It is likely that the National Data Buoy Center Program work will be significantly reduced. It is recommended that NAVO perform a ship check and assess which of these two ships is preferred for their work taking into account the differences in day rate. The Whitledge cruise remains pending. See comments above with respect to the NAVO work. The Rowe-REU work remains pending.
More consolidation is necessary.
Transit costs between NSF and NOAA will need to be shared. The June Molinari work should be 10 not 22 days. The LaPointe work has been declined. For the integrity of the science it is the view of the Review Group that both legs of the NAVO work should remain on one ship. BLUE FIN - No schedule presented.