There will be a computer terminal in each area, with access to the portions of this website relevant to the sets in that area. The old trim and doors have been removed, as have several of the interior walls that will not be needed in the final plan. We have started updating the electrical wiring, and installing the coaxial and computer cabling. The electrical and plumbing updates have been completed, all framing needed for the installation of the wall paneling has been done. The exterior signs have been ordered, and we have applied for a permit for the landscaping and parking lot changes.
Paneling is now well underway.
The ceiling tile has been picked and ordered. The interior trim and ceiling grid is complete. This week the ceiling will be completed and the carpet ordered. Next week the final painting of the trim and doors will be done. The parking lot work will also start next week.