The software installation effort went smoothly but there were several hardware problems with the Simpact CPs, mass storage devices, and FDDI cables. The installation team lost two days diagnosing the hardware problems and waiting for replacement components. PCMS Client Status. PRC continues to explore ways of improving the response of the PCMS remote client. PRC is investigating a firewall problem which has delayed testing.
Plans are to complete testing next week.
Missouri Basin Software Integration.