Existing lap and diving pools have been demolished. Excavation is complete for the 50-meter pool and surge tank. The contractor is dewatering the excavation sites. Workers ran into some hard sandstone at the surge tank and deep end of the pool. Rock base and compaction of 50-meter pool is complete.
Rough plumbing is under way.
Excavation and backfill is ongoing at the multi-purpose pool. In the sand play area, excavation and backfill are ongoing. Demolition of the mechanical room interior is complete, and waste plumbing is under way. Waste plumbing is complete at changing rooms. The project team is considering changing to a plaster finish for the new pools for possible long-term cost benefit.