The only Y2k problem is in the logging systems that may print out the wrong date information on history reports. Remediation is underway to fix this non-critical bug. The CAA sent out a statutory circular detailing the minimum Y2K assessment criteria to air operators with a June 30 th 1999 d eadline for response. We have, as has been noted above, met with the Managing Director of UEB who understands our assessment. A detailed project plan exists and has been updated.
Resources are in pace and remediation carried out.
Although project plans have not been kept updated as desired, this has not hindered the engineering progress being made on the majority of switches and transmission. Therefore on the 9 th June 1999 the software was upgraded and tested. A contingency plan is being investigated for parallel international capacity expansion. The existing Wang billing is not Y2k compliant and urgently needs replacement. The contract has been placed to install a new system to read exchange data online and create bills direct.