PeopleSoft upgrade to 7.6 Tiffany is currently working with the 7.6 upgrade materials. Joe, in absentia, still has concerns regarding payroll problems so is extremely conservative about future development plans. Functional and technical team members continue to chip away at identified problems. The printer purchased for the cashier s office is in the final stages of testing and the wiring has been completed. It will be moved to their area in the near future.
Progress continues on the SA project.
Carolyn is concerned that the lack of participation in the student financials arena will stall out student records progress. Four representatives from PeopleSoft, including our new account executive, Paul Majoros, came to campus Nov. 3 for a working session to discuss the Student Administration and Financials implementations. They left documentation for a SA cost estimate and will be providing the same documentation for Financials soon. Site visits may be in order to determine if the PS module will address the audit findings found with the current system. We are currently gathering the actual costs for the HR implementation and making projections for the SA and FIN projects.