Create Emory-configured installers for software clients designated by ITD's DeskNet networking team to fit the customer requirements. Produce and design an installation interface for the Emory OnLine CD Design an installation interface for EOL software on ITD's Software Server Design an installation conference for EOL software on ITD's LearnLink server. Arrange for upload of EOL software installers to ITD's Software Server Design graphics for the installation interfaces and CD label Conduct a formal test and review cycle, including other ITD staff and IT staff in Oxford College and the graduate and professional schools Arrange for factory duplication of the CD Write documentation for the CD, the EOL website, Software Server, LearnLink, and hardcopy. Ensure that print documentation is duplicated and distributed with the CD Maintain statistics on CD distribution to university faculty, staff, and students Constraints Staff are not dedicated to the project on a fulltime, priority basis. Deadlines for distribution are fixed.
Fiscal year ends in the middle of the project's budget cycle.
I have reviewed the information contained in the Project Charter dated 11 April 2001, and agree to the baseline commitments specified in it.