Generally, we have delay of 20 days due to DSSD, omnetic cables, heatsinks and ribs delivery. Hybrids are already delivered to Melbourne.
Mechanical support including beampipe is still on time.
In the current schedule, the SVD1.5 should be ready by the end of July. Right now we cannot find a dedicated person for this. For the design of the SVD2 IR region Sanjay and Steve will work on spot check and ray-tracing. Spent particle simulation is taken care by Hamasaki and Hulya and in reasonable shape. IR mechanical design is taken care of by Yamada, Kanazawa and Yamamoto.