A contractor was hired to replace service. Ran into problem with wiring in the pool area and had to replace more wiring than anticipated which caused a major delay with replacing the service panel. The pool project and the new entrance to the Butterfield Gym have been lumped together into one large project. Hope to have the design complete by May 2000, bids back by June 2000, and start construction by July of 2000. Installed a new filtration system for pool, which will include a high rate sand filtration system, piping and pumps.
Plans are to build a small building to house chlorine and pump system.
Also, plans are to totally renovate the locker room and design a better layout for users and maintenance workers. Replace old deck also at pool. Also redesign front entrance to the Butterfield Gym. A retaining wall will also need to be installed. The boiler room chimney will also need to be replaced.