The roof tie-in between the existing roof and the new wall is nearly complete. Plumbing and electrical work continues on schedule. Block walls are up on the south and west footings. The plumber has nearly completed the rough out work for the shower rooms. Back filling and compaction should also be completed by next week.
Electrical work is on schedule.
A large crane can be seen in this area. It will lift the large pre-cast gym walls into place once they begin arriving. That should be in early June. The ceiling covering the lower portion of the addition will also be pre-cast concrete. Floors in this area should be poured prior to the end of the month.