The major activity in this work package has been 3D design of the Bulkhead Assembly and its interfacing components, the last camera barrel 3D design, bench fabrication, and starting work on fixed assemblies. The next major item in design will be the Passive Collimator Compensator Assembly. The design work is essentially complete and the main activity is fabrication. All electronics parts are either in house or on order. The actual electronics VME crate is being used to test motor drive and mechanism status and position sensing code.
Epics software is far ahead of schedule.
The Major activities in this Work Package included quotes for the prisms and monitoring vendor mechanical fabrication. The clean room tent has been ordered. Resumes are being reviewed. 2D design is on the critical path on the project. Key Personnel One instrument maker, Ron Harris, has joined the project.