Ready for 2D design. The Dewar Internal Connectors and Cabling schematics are complete. All electronics parts are either in house or on order. The design work is essentially complete and the main activity is fabrication. The next software activity is to test motor drive and mechanism status and position sensing code using the actual electronics VME crate.
Epics software is far ahead of schedule.
The RMI optics order is complete and all lenses received. All Pupil Viewer lenses have been received. Grating replicas have been ordered. Prism bids have been received and are being reviewed. Bids for the Wollaston Prisms are in process.