Of the existing trees in Market Square, the hawthorns along the store front sidewalks will be replaced with trees which are expected to have the benefits of hawthorns, but with fewer liabilities. The maples in the greensward will likely be transplanted to City park land. We recommend removing the two elm trees and planting the greensward with ten Autumn Blaze maples. One elm is in serious decline and the other will probably not survive the stress of construction. The new plantings will provide an elegant orderly effect throughout the seasons and will require limited maintenance.
Irrigation is planned for all planted areas.
It is important to note that the public park space of Market Square is owned by the City of Lake Forest and the City determines how this space is to be used. Market Square has long served as a location for special events and after the renovation is complete, it should continue to be an appealing and attractive setting for these gatherings. As construction proceeds during the summer and fall of 1998, alternate locations for traditional events will need to be found. It is also important to recognize that access to the shops during construction is crucial. The project is committed to maintaining public circulation throughout the construction period and completing all work that might impact shop access before the beginning of Christmas season on October 15, 1998.