During this phase, the most extensive renovation will occur in the central rear portion of the building. Additional bathrooms will be added, the existing mini-kitchen will be converted to a full kitchen, and the reception area will be turned into a day room. The offices in the rear portion of the building will be converted to bedrooms while those in the front of the building will continue to be used as offices. The Phase I plan is attached. In the plan, red indicates existing walls while the blue walls are new.
Interior renovation is scheduled for the winter months with move-in during the spring.
Since this is an interior remodel, the design does not have to go through a plan review, which should facilitate the project. The second phase will convert the building from a temporary fire station to its final use. Renovation during this phase will occur predominantly in the front part of the building. The front office area will be converted into a modern training room complete with worktables, computers, audio-visual equipment, a small snack area, and storage for educational materials. Since the room will also be available for public use, the area will have handicap access and public restrooms.