New Lab taking shape Construction of the new National Water Quality Laboratory at the Denver Federal Center has advanced rapidly in the past few months. Fume hoods have been installed in the south wing, along with wall cabinets and service ledges.
Lighting is installed and connected for use.
Air-handling units were turned on in early December. Progress in the north wing lags behind the south wing by about a month. The main lobby is taking shape and finishing touches are being applied in some areas. The carpet is scheduled to be installed in late January. Furniture has been ordered with a tentative shipping date of January 22 and installation beginning February 1.