Students in Miller, Whitcomb, Bowler, and Henry can be connected if they go through the proper procedure. The counter top in the Hinsdale lab is done. The teacher's station is in as well. Bob Sommer will put in duct work. When Bob's done, the ceiling tile can be finished.
Electrical work is close to being done in the perimeter channel and teaching station.
Phil with the projection camera is supposed to be here Tuesday. The carpet can go in Friday. By September 11, the Hinsdale lab should be complete. Then the Computer Center can put the PCs in. The lab in Hins204 will be cabled and done by the 11 th of September.