Installation of vertical walls and columns at basement are underway. The crane for building A has been erected. The core raft slab has been completed. Delivery and erection of formwork for the core is expected to commence prior to end of May 2000.
Inground services are substantially complete including conduits for the substation.
Erection of formwork for the ground level slab has now commenced in the north-east corner of the site. Preparation of precast concrete shop drawings is continuing. The first batch of panels are being manufactured. Shop drawings for the facade have commenced. The incorporation of photo-voltaic cells into the facade design is under investigation.