The servery will be completed by June 1. Glass walls line the classrooms that face the lobby on SR 2. Interior stairs received new treads, in a lengthy process of cutting materials individually for each tread and riser, and the completed stairs look very snazzy. The south side of the Santa Catalina Building is the new front door for the campus. To the east of the actual door, the sloping retaining walls, benches and light fixtures frame the newly paved circle drive.
Landscaping is complete for the building and the completely renovated south parking lots.
The fully renovated north parking lots also are landscaped, and at the ground level of the north stair to the plaza level benches and shade structures mirror the ones at the campus front door. Pedestrian access is clear to north stairs leading to plaza level. The new Anklam Road intersection is nearing completion. The present east and west Anklam entrances will be maintained until the new intersection is complete. The traffic signal, road striping, illuminated street sign and campus signs have been installed.