Thus the end of this activity will be delayed. Some major deviations from plan have been necessary in WP2. The activities have been protracted for 3 more months, even if the human effort has remained unchanged. During WP5 activity, focused on the modelling of the peptide-protein interaction, we realised that the docking simulations were critical in terms of computing power. A new activity has been undertaken in WP2 on this topic, and a number of docking codes was ported, implemented, parallelised and evaluated.
Further work is needed in order to complete the elucidation of the peptide-protein interactions.
WP5 conclusion is thus delayed. No significant departures from budget has been experienced until now. Activities planned for the next 6 months Peptide-protein interaction study will be completed in two months. Other activities will start as planned. See section 9.3 and Annex D1.8 for details.