85-3 could be done anytime. This project will be reassigned. Intercom is needed. The hardware to transfer with weather data from the 45' to the JL has not been implemented. Intercom is needed.
Intercom is needed.
Some additional hardware will be needed to make the SAO Maser a direct backup to the Sigma Tau Maser. M. Stennes has completed the design to make the SAO Maser 100 percent compatible with the Sigma Tau. The completion target date for the move is now April 30. Hardware will be complete this week. Mar 22 -Shakedown tests prior to rewiring of antennas and full changeover.