Architecture Diagrams with hyperlinks. The remainder of the calls will be done this weekend or early part of next week. We hope to have them complete and the functions tested by the end of next week. However, we are having problems with NFS and the fname.tpl file. We are working to finish up the integration of the Ballistic project back into the Ballista project.
Integration is on schedule to be complete by early next week.
We are meeting this week to reset the goals and plan for the end of this cycle. We have set some milestone dates for the remainder of this cycle. Build 2 which will contain the integrated version of the system will be done on July 2. We have determined the root cause of the problems with our tests and are working with DRC and the Ballista team to reslove them. Integration of the Ballistic system back into Ballista continues.