Installation of reinforcement has commenced with completion expected in early July 2000. Procurement of precast panels was timed to be ready for installation on completion of the ground level structure. Shop drawings for the facade are continuing. Orders for the glass are expected to be finalised by the end of the month. Procurement was proceeding on the basis of excluding photo-voltaic cell requirements.
External stone is available in slab form, with processing to commence soon.
111 Barry Street The North and South cores were completed up to levels 4 and 3 respectively. Construction of the level 2 Structure has been completed. Installation of vertical elements to level 4 has commenced at the northern end of the site. Procurement of facade materials such as extrusions, paint and glass were complete and fabrication is underway. Installation of brackets on site is expected to commence by the end of the month, and frames installation will follow in early July.