Ken Bartlett and Roger Cram still need to discuss the purchase and installation of carpet for the Hinsdale 214 classroom. Roger Cram needs to give the name of the carpet installer to Ken Bartlett so that he can give it to his general contractor for the Hinsdale construction. Barb DeYoung, Scott Whitaker, Ed Smerek, Pat Basu, Roger Cram and Ken Bartlett visited Kent State University to view the classrooms and labs in their facilities. Barb DeYoung will discuss the placement of the floor data boxes in Hinsdale with this committee. Ken Bartlett contacted Ted, the Bowler Hall foreman, to coordinate the construction and confirm their timeline.
Installation is scheduled for next week to pull wire.
They still need to coordinate to get the fiber measurement for that building. Ken Bartlett and Scott Whitaker will be coordinating the arrival of the electronics. Several pieces have arrived and Ken Bartlett will check them in and sign off that Scott can begin configuration. All racks have been placed in Miller, Whitcomb and Henry network closets. Ken Bartlett needs to coordinate with Mike Corr to enter several rooms in Henry being used for storage of the International Students goods.