Late Finish Late Finish dates are defined as the latest dates by which an activity can finish to avoid causing delays in the project. Many PM software packages calculate late dates with a backward pass from the end of the project to the beginning. Late Start Late Start dates are defined as the latest dates by which an activity can start to avoid causing delays in the project. Many PM software packages calculate late dates with a backward pass from the end of the project to the beginning. Leadership Getting others to follow direction.
Level of effort is measured only in terms of resources actually consumed within a given time period.
Leveling See Resource Leveling. When evaluating alternatives, Life-Cycle Costing is the concept of including acquisition, operating and disposal costs. Likelihood Assessment of the probability that a risk will occur. The manager of any group that makes a product or performs a service. Link See Logical Relationship.