Payment Services Fed. Draft grant agreements between the RTA and the service boards are being prepared. 3.2.2 Incident Mgmt. This work order was formally approved by FHWA on January 10, 1996. The Hoosier Helper Incident Response Vehicles have been delivered.
Efforts associated with the expert system project are underway.
The prototype expert system has been partially implemented and is expected to be fully operational by June 15, 1997. Traffic Patrol - Upgrade Equip. A contract has been executed with the quick-tow device manufacturer. Thirty one units are currently in service. Deliveries are ongoing and complete delivery is expected by July 1, 1997.