The resulting footage promises to be quite spectacular. We were completely surrounded by history, and I believe it will show in the final product. Foundation and block work is underway for the Oasis Caf and the steel roof structure has been placed for the Qumran Dead Sea Caves. Joists for the Wilderness Tabernacle building have been set while, at the adjacent Temple of the Great King, the slab has been placed for the theater seating area and framing of the parapet wall has begun. Meanwhile, block work continues on the Jerusalem Street Market buildings.
Film production is underway in Israel.
Sets and prop pieces are being fabricated at this time. Foundations for all facilities except the Cafe and Garden Tomb have been placed. The first five feet of concrete masonry walls for the Tabernacle, Bible Exhibit, and Jerusalem Street Market are in place, with the second lift in progress. The retention pond is refilling following the completion of the reshaping. Sets and scenics production has advanced for the Tabernacle and area development pieces, and film scripting is in the latter stages in anticipation of scouting and filming in June.