Materials for the jumpform have been delivered to the site and assembly will commence by the end of the month. Completion of the cores to level 1 and completion of the concrete ground slabs are critical to enable erection of the precast panels and steelwork. Works are currently behind schedule in this area. Installation of vertical elements for the loading dock, fuel tank and concrete slab over were completed. Ground slabs to the east and west of the Telstra Exchange have been completed.
Ground slabs to the south of the core are outstanding.
Structural steel for level 1 has been procured and construction of the trusses was substantially completed. Procurement of precast panels is underway. Manufacture of columns to level 1 and wall panels to the southern elevation from ground level to level 1 were completed. Panels for level 1 have commenced. All services subcontractors have been appointed with the exception of Kitchen and Audio Visual contracts.