After the marble wall is completed, concrete for the stairs will be poured. The stage area in the Kava House is nearly finished and ready to be carpeted. Wesson Health Center is complete and ready for furniture to arrive this week and next week. The bookstore area is being cleared of food service items, and they are scheduled to begin work on January 14. The service elevator needs power restored so the contractor can replace doors and controls.
Food service needs to be able to use the elevator as soon as possible.
On the main level, wall coverings are nearly completed. Crews are touching up tile, and final painting is taking place throughout the building. The carpet insert in the diningroom should be completed by Friday. In the kitchen and dining areas, large equipment is installed and connected. Health department preliminary inspections are scheduled for Thursday or Friday, and equipment needs to be set and floors cleaned.