Precast panels are ready for installation. All services subcontractors are now appointed with the exception of the kitchen and audio visual contracts which are being finalised by Equiset and the University. Shop drawings for the facade are continuing with the glass order now finalised and in place. The first delivery of glass is not expected in Australia until early October. Delivery of panels to site is expected towards the end of October.
External stone is available with processing underway.
Building permits for in-ground structure and for superstructure have been obtained. The north and south cores were completed up to level 5. Construction of level 4 structure has been completed. Construction of the level 5 structure is approximately half complete and is expected to be completed by the end of the month. Installation of vertical elements to level 6 have commenced to the northern end of the site.