Tile installation in the servery area begins today and should be down by the end of the week. We are completing work on walls, floors, and soffits. On the third floor, walls annd floors are in progress. Doors to the balcony have been switched. Al would like to get into the building to get lines for phones and computers ready before furniture arrives.
Landscaping is in progress.
We are pouring sets of steps as well as flat areas. No athletic or other student activities are scheduled for the coming week. B. Other items of interest or concern 1. The load of engraved bricks which recently arrived are set for installation Wednesday or Thursday. Danny Neely is working on the drainage problem.