The audio-visual contract has been approved by the University of Melbourne, subject to final details being resolved. Preparation of services shop drawings is proceeding and drawings are substantially complete to level 4. Production of shop drawings for the kitchen areas commenced during the last reporting period. Shop drawings for the facade are substantially complete. The first delivery of glass is not expected in Australia until late November and delivery of panels to site will follow thereafter.
Firm delivery dates for the photovoltaic cell materials are yet to be finalised.
Development of documentation for the terrace houses has been completed during the past reporting period and tenders were called for refurbishment works. Tenders are expected to close by the end of the month. The lift motor room has been completed and handed over to the sub-contractor. Work is to commence before the end of the month. The south core has been completed.