This installation will continue throughout the next six weeks. Masons has completed the block work and their equipment has been removed from the site. Electricians are on site and are routing conduits throughout the building to the outlets and switches.
Electrical work continues between the new and existing building.
The demolition of the existing air conditioning has started and shall be completed within a few weeks. Plumbing is being routed to the new toilet room. Structural steel is installed for the new foyer which is the portion that ties on from the existing building to the new.