Once the previous show has finished its production run and has cleared the stage, the next show moves in to the Theatre. By now, the set should have been designed and the component parts ready for assembly on stage. Stage Management build the set with guidance from the Scenic Designer and make the basic set ready for Lighting. 2 Weeks from the start of a show The basic set should be erected and the detail decorating and lighting can proceed. Properties Group can start to furnish and dress the set.
Lighting can rig lanterns and get an idea if their plans are going to work.
The cast will walk around the set during this period but will not yet have had the opportunity to rehearse on stage. This is the start of rehearsal week and will be the first opportunity that the cast will have had to rehearse on the actual set. Each group will now see their plans and ideas put into operation for real. On the Monday of this week the Box Office opens - and remains open until the production finishes. The House Staff welcome the audience, sell them sweets, ices and show programmes and usher them to their seats.