The campus conducted its first extensive Y2K test of the Banner system in July, performing over 200 tests in a 12-hour period. Only one had unexpected results due to Y2K issues. It was a minor workstation issue. Y2K upgrades to the telephone registration system is planned for October. ITS continues to upgrade or replace non-compliant desktop hardware and software.
Desktop systems are compliant with no reporting required.
Identified compliance problems have been resolved for all other systems. A memo requesting department heads to develop contingency plans is in the draft stage. Office of the Chief Financial Officer and Executive Vice President Business and Finance units continue to upgrade, replace, or remediate non-compliant systems and expect to be finished by the fourth quarter, 1999. Thought they have experienced some slippage to original target dates, no outstanding problems have been noted. External vendors have been contacted for compliance, with several upgrades pending.