This forms the basis of our FY01 request. Only request funding for work that you expect to accomplish in FY01. You are funding projects not programs. Twenty percent has already been added to the estimated costs sent in earlier. This could be contract award, season of burn, etc.
List dates for projects that have been completed.
Do not complete. The measures are still being determined. If project implementation depends on force account personnel and the decision document will not be signed until late in the third quarter or in the fourth quarter of the fiscal year, that project is likely to fall into category C, especially if it involves prescribed burning. List the specific concerns based on the risk questions that may result in delay of successful implementation. For example, SHPO concurrence has not been received, new species listed since decision document was signed and Section 7 consultation has not been completed.