Clearing and grubbing in progress. Final invoice and affidavit received. Waiting on traffic loop repair. Crushed aggregate base placed along East side from near Veterans Boulevard to Steeplechase. Waiting on modifications to headwall.
Bridge work nearing completion.
Rain and forecast of rain have delayed paving work. Work scheduled to begin when weather forecast shows warm, dry weather for at least two consecutive days. Road re-opened to traffic. Window installation complete. Sheet-rock work complete in basement, except ceiling.