Analytical results are currently being reviewed to determine probable removal locations. Nine ERRS personnel remain on-site to demobilize operations. ERRS will continue wastewater disposal activities. Site activities have continued during this period with addressing the estimated 30,000 drums haphazardly thrown throughout the site. The contractors continue to physically handle and assess each container for identification of waste.
Hazard categorization is conducted on unknown materials for proper classification.
Drum cleaning operations have been consistent through January and February. The two rinsing stations allow for an expedited cleaning operation. A local laboratory, PEL Lab., received these samples for an expedited turnaround of analysis. A subcontractor, Industrial Water Source, pumped tanks T3 and T6 for off-site disposal on 04 February. A second subcontractor, City Environmental, transported one roll off box for disposal on 07 February.