Eleven panel drawings are now on Sybase. Notice for CBD should go out soon. The finished surfaces are done on the all the A, C and D row panels. Brenner has supplied an updated correction for the cutting program for the B-row panels. Hopefully, this will get us back to 5 micron panels.
Fine adjustment is underway.
The shipping pallet is scheduled to arrive from Bosma on January 20th. The spreader bar and slings are due at the end of the week. We hope to be in Seattle in time for the Feb 24th barge departure. The mount would be then be on Mauna Kea about March 22nd. The crane for the assembly building, which is needed to unload the mount, will be installed before March 8th.