The Mechanical Contractor is setting and adjusting the plumbing fixtures in the restrooms. The Fire Sprinkler Contractor is installing the trim around sprinkler heads and checking the system. The Fire Alarm Contractor is setting devices and testing the system. With the Contractor's assurance that two minor items would be corrected, he issued a Certificate of Occupancy for the 3rd floor. Overall, this building project is going well.
All parties involved continue to address the issue and keep the construction work progressing.
With the students and faculty using the first and soon the third floors, the contractors will begin the renovation work on the second floor. With the completion of the structural concrete, the form of the new building is becoming more apparent with each passing day.