Richard Baker asked whether the plans for Segment 6 included a traffic signal at the intersection of US Route 7 with Carver and Union Streets. Chris responded that a signal is included, though it has not been fully designed at this point. Dan felt that many comments on these submittals would likely be applicable to subsequent submittals as well, and a savings in review time would be realized. It was agreed to delay the submittals for Segments 1 and 2. Chris mentioned that construction cost estimates are included in the submittals.
Costs are higher than originally anticipated.
One of the causes for this is the shift from rubblization of the concrete roadbed to removal of the concrete with full-depth reconstruction. Other increases are due to increases in unit item costs, such as the per ton price of bituminous pavement. Chris mentioned that the improvements made by these projects would be in place for a long time before the project area is improved again. Members of the Steering Committees are welcome. It was noted, however, that the discussions are generally detail-oriented and focus on technical issues.