As this could make for some interesting project schedules when two people attempt to do different things, do spend time setting P3 s access restrictions and passwords before you let everybody loose on the global project. Managing the Project With all the extensive facilities within P3, let us not forget that we are managing projects with this system and not just producing lots and lots of pretty reports. We need to manage costs so earned-value analysis is an expected inclusion. This means that you can determine just how cost is calculated for activities and resources both planned, completed and in-progress. Space in this review prohibits a detailed explanation of what I learned about this subject from the comprehensive help on offer - let s just say there are plenty of options available.
Cost accounts are another useful way of setting up a budget outline to accumulate costs.
With a system this big, it would be a good idea to explain what is new for both existing and potential users. Primavera s Easy Relationship Tracing . With such a grandiose title it should be good. It immediately wins friends with those building a small part of a project. Dragging a link from the start side of the box to the start of another box actually gives the correct link.