All booster elements were recovered and rinsing activities are in work today. Initial inspections will begin on Monday morning. Discovery is on the orbiter transport system and retraction of the landing gear is complete as preparations continue for roll over to the Vehicle Assembly Building on Monday morning at about 9 a.m.
Ammonia servicing is complete.
Funtional testing of Atlantis' external tank umbilical doors begins today at about noon. Stronger replacement bolts were installed in the doors' linkage system after previous bolts were bent during door cycling activities. Radiator functional tests are complete and servicing of Endeavour's freon coolant loop No. 2 continues. Tests on the main propulsion system and atmospheric revitalization control system are in work. The system will reply with a confirmation via e-mail of each subscription.