Installation of block work to ground floor is substantially complete including the toilets, and is proceeding on the mezzanine level. Work to the substation is substantially complete with handover expected prior to the end of the month. The main switchboard for the switch room has undergone off-site testing during the last week and is expected to be delivered to site prior to the end of the month. The eastern elevation external precast from ground to level 1 has commenced installation and is expected to be completed in early August. Installation of steelwork is expected to commence prior to the end of the month, with installation of stone to commence from mid August.
Building permits for the in-ground structure and for the superstructure have been obtained.
The assembly of the jumpform for the lift core has been completed, and the second and third pours level 1 have been completed. The reinforcement to level 2 has been completed. Assembly of the toilet core jumpform has commenced. Works to the lift core are critical to the installation of steelwork commencing on the eastern side of the site and is currently behind schedule. The ground slab for Building C has been completed and installation of precast to mezzanine level along the southern boundary has been completed.