The replacement monitor has been installed. Essentially all hardware has been received. Licensing still has to be done. Then some testing with transmitters on the water tower will be done. 4 - Monitor station and anechoic chamber development Construction of continuum detected power system is in progress.
All parts are in and shop work is complete.
Assembly and test are imminent. Modifications to the enclosure will be made to improve the shielding and make it suitable for an oven enclosure. Delivery is expected in April. Possibly a bigger problem in the same band are 2.4 GHz video links, commercial products used in transmitting video around households to avoid re-wiring. Niday stated that these are generally spread spectrum, and are Part 15 compliant.