Library review and acceptance of SGML-encoded texts Meeting at the Library for final resolution and discussion of remaining issues. This contract shall proceed on a task order basis. The detailed schedule for each separate job shall be determined and approved by the Library in specific planning meetings with the contractor. The general pattern for jobs will be approximately as follows. Library responds to the proposal.
Contractor begins and completes off-site processing.
Processing includes contractor's post-scanning steps, e.g., assigning final names to files, quality review, etc. A typical batch will consist of from one to two week's scanning work performed by a single scanning team and processing by the contractor. Contractor begins scanning and processing batch two in the job. Tasks related to batch two and subsequent batches will follow the same schedule as that of batch one in the job. LOT 1 Contractor begins text conversion of those materials designated by the Library.