The project is nearly ready for the installation of cabinets. The completion of plastering, drywalling, taping and painting is ongoing, as is the installation of doors, frames, trim and hardware. Workers are also finishing curbs and sidewalks around the building. Additional landscaping will resume next spring. The heat for the building will also be turned on this week.
Crews continue to build curbs and sidewalks for the new entrance way.
The installation of doors, frames, trim and hardware is ongoing, as is the completion of plastering, drywalling, taping and painting. The opening of the new entrance at Perry and State Street is tentatively scheduled to occur within the next two weeks. The design problem has been resolved for a traffic pole foundation and final work must be completed by Consumers Energy, the City of Big Rapids and Granger Construction. Seeding will continue through October 1 and the planting of shrubs and trees will continue through October 15. Final clean up and bench placement remains.