Steel fabrication is presently underway off-site. Substantial completion of construction continues to be projected for June 2001. Wiring, Computer Clusters, and Cable Television Projects Updating of wiring and network electronics continues in a number of buildings. The Feldberg Main computer lab has also been upgraded. Cable television system upgrades throughout the residence halls, administrative buildings, and many academic buildings have been completed.
All students now have access to cable television service.
Programming continues to be adjusted and tuning will be completed over the next couple of weeks. Due to difficulty scheduling access to the buildings, installations in certain academic buildings have been postponed and will be completed after the conclusion of the spring semester. Work on the Brandeis-programmed channels, including the bulletin board system, is continuing and should soon be complete. If you have any questions about the wiring, computer clusters, and cable television projects, please contact Perry Hanson, at x6-4588. As was also reported in my September 1 update memo, work began this past May to renovate space on the first floor of the Epstein Building to house the Women's Studies Research Center.