Work due to be completed ahead of schedule due to quality of contractors. Personnel Information Management System being replaced. In the unlikely event that it is not in place by beginning of September, current system will be made compliant. Delay in availability of laptops. Completion in August.
Contingency is installation of compliant version of current system.
Search software not yet ported to an appropriate format. Awaiting delivery of new version of Ingress operating system and upgrade of OIS modules before testing can commence. Touch screen radio and telecommunications system is to be upgraded rather than a millennium fix. Completion in September. The physical process of updating 2,400 clients to the Mail system is not expected to be completed before August and date correction utilities on PC's will not be completed until September.