Installation of pool drain around pool perimeter has begun and is expected to be complete next week. Boiler piping is being fabricated and installed. Sandblasting the interior of pool is complete New steel joists inside existing Gym are installed. Mechanical, Electrical and Plumbing work are following Masonry work. Footings and foundations are complete.
All underground plumbing is complete.
Walls for the 1 st floor are going up. Stub steel columns for 1 st floor have been installed. Mechanical, Electrical and Plumbing work are following Masonry work. Balance of steel columns are being installed this week.