Phase I involved conducting a full inventory to assess state of equipment and recommend full or component upgrades. Network based deployment has been tested. Plans underway to spread out installation and possibly put several servers across campus to balance load. Currently 76 users are on Office 2000, with 530 left to go.
All staff are on Outlook and faculty transition in process of requests for CDs are for home use.
CD check-out at the library is still available. Early conversations to outsource training to Continuing Ed, who will coordinate training with off and on-campus trainers. Within the scope of their work is to analyze quantity and types of network traffic - which also includes server related traffic. A possible task for ATC and Student Affairs to investigate. Current bandwidth management test is prioritizing internet based traffic, however it won't tell us what is occurring on-campus.