Site Support tying up loose ends with the lab upgrades. Terry worked last weekend cleaning up trash in the Ekeley and Economics labs. Many on our team have put in extraordinary hours over the past few weeks. All items finished except the fiber jack activation. All items finished except the fiber jack activation.
Construction is finished, waiting for tables to be delivered and assembled.
Rainbow electric still needs to come in and install power in wiremolds to the tables, then a walkthrough and ribbon can be put on the construction portion. We will then begin installation of computers. Personnel Cory Tucker and Dan Jasek are new students on our technical team. Site Support now has 7 student employees and is waiting to hear from 4 more who are returning to campus this fall. Labs are being assigned to each student.