At this point it could take another two to three weeks for the rest of the carpet to get here. The company manufacturing the cubicles called and has asked for a delivery date. As soon as we have a carpet date I will contact the cubicle company for a delivery date. Work continues on the bathrooms, tiling, touch up painting, caulking leaks, etc., etc. We will get there.
Carpet is in.
Furniture is being delivered. Touchup painting continues. Some additional work needs to be done on the wiring. Data and phone lines not yet pulled. Furniture to be continued to be delivered thru Tuesday.