Building is complete and the parking garage will be completed by end of January. The building is enclosed and with roofing to begin next week. Interior work in progress. Wood framing is complete and the drywall is in progress.
Building is enclosed and interior masonry is in progress.
Phase one nearing completion by end on January. The main bathrooms are complete and handicap bathroom in progress. The cross over corridor work is complete. Mock up completed and work to begin in January. Structural steel in progress.