Access from the front to the back of the building or vice versa will be through the parking lot or down through the computer room and up through communications. Making good headway. Almost all ceilings and walls are down. Floor for tape vault has been removed. Masonry work to begin.
Destruction is complete.
Walls for office spaces are going up. Trane has not yet provided a date when the unit will be built or delivered. Draft for bidding on the cubicles and furniture needed for the renovated space has been sent to Dr. Terry for review, comment, approval and forwarding to purchasing for the development of the bid. The system bid is to go out today. In the meantime Facilities will work on installing the bathrooms, office walls, wiring and whatever they can accomplish.