May. Installation of vertical elements to level 3 has commenced to the northern end of the site. Procurement of the facade is progressing with orders placed for extrusions, paint and glass. Preparation of services shop drawings is proceeding. Installation of blockwork is currently expected to commence in early June at the southern end of the site where the substation is located. The substation area is targeted to be handed over to Citipower by the end of June.
Construction is broadly on schedule.
The service core raft slab has been completed. The jumpform system has been partly assembled and the first pour completed for the lift core. Currently the hydraulic rams and remainder of the jumpform are being assembled to enable the second pour for the lift core to commence. Erection of the toilet core is scheduled to follow slightly behind that of the lift core. Installation of vertical elements around the loading dock area up to ground level are completed, including the fuel tank chamber.