Common area in center has been reforested, May 2001 is end of maintenance period. Park across Old Baltimore Road - delayed grading and seeding, will do within 60 days. Will fine grade it to encourage turf growth, then up to Parks Dept complete. Community should communicate their concerns and preferences with them. Storm water management pond - Wants to finish all within 60 days so grass can grow.
Developer wants to get off bonds.
Once they are off bonds, then those will be turned over to Association for maintenance. They will be recording easement, for public use. Working on getting mailboxes for residents living in model homes. Will pave surfaces. County is responsible.