The first batch of panels are being manufactured. Shop drawings for the facade have commenced. The incorporation of photo-voltaic cells into the facade design is under investigation. All structure and facade packages have been tendered and awarded. All services packages have been tendered reviewed and recommendations issued.
Construction is broadly on schedule.
Both lift and toilet cores are completed to level 2 . Construction of the level 1 structure has been completed. May. Installation of vertical elements to level 3 has commenced to the northern end of the site. Procurement of the facade is progressing with orders placed for extrusions, paint and glass. Preparation of services shop drawings is proceeding.