The two roads will connect near the UDOT maintenance station south of Kimball Junction. The project is scheduled to be complete by August 1. Work continues on the new 1.8-mile access road to the Winter Sports Park. The cut, fill, and most of the sub-grade was completed last fall. The contractor continues installation of the sewer line within the alignment of the new road.
Crews also continue work on the sub-grade and embankments.
When these operations are complete, placement of the roadbase material will begin. Paving is currently scheduled to begin in late-June. March 2000 Progress is signficiant on the new 1. 8-mile access road to the Winter Sports Park. The cut, fill, and most of the sub-grade was completed last fall.