Being a distance learning course you will not have the opportunity to make this presentation. As you are completing your schedule do so as if you were going to present it to an owner. You might want to include an outline of the points that you would present and answers to questions that you anticipate the owner might ask. This will help you to justify the logic of the work and consequently increase your confidence that the work will be completed on time. Each student will plan the work, develop the network schedule and set up control systems on an individual basis.
All work is to be done manually and the networks are to be drawn by hand.
Spreadsheets and word processing software can be used to aid in your work but scheduling programs are specifically not to be used. Scheduling programs perform functions in their background in which only the results are apparent. By manually doing the work you know exactly what and why certain operations are being done and the validity of the information being returned. Arrow diagrams have been the mainstay for years as they are easy to manually construct and understand. Computer applications have been written more for the precedence diagram and thus these have become more prominent in recent years.