Each pass through this process is called an iteration within our methodology. We perform three iterations in design. Back to TOP Construction From Construction on, the project status is updated daily by the Project Manager and presented online for review by all authorized users via Project Central. Business Issues, Requirements and Deliverables are kept together but grouped under Milestones in the Construction Project Plan. Each Milestone is approximately 2 weeks worth of work.
Construction builds the system in a series of iterations.
Each iteration is a mini project, including coding and testing for each requirement within the milestone. Each Milestone concludes with a demo to the Project Advocate. If the Project Advocate agrees that all requirements defined under the milestone are complete and functioning properly, we get sign-off and move on to the next milestone. Otherwise we record and resolve all issues until milestone signoff occurs. This process repeats until all milestones in the project are complete.