Punch-list work is underway throughout the project. Preparation for seeding and barkdust placement is continuing, and should be completed by the end of September. Construction work will begin the week of September 17th. Clearing work will begin on Oak St. then move to 170th between Farmington and Rigert Rd. This project consists of an intersection improvement and traffic signal installation.
Asphalt paving is complete.
The project is awaiting delivery and installation of the traffic signal poles. The final lift of asphalt paving was completed August 29th. Adjusting manholes, installing traffic signal detector loops, and roadway striping are the next items to be completed. The signal at 197th and Baseline will be activated on Sept 18th 2001. Final cleanup and remaining work items are scheduled for completion by the first week in October.