The test plate will have to be rechromed before another attempt can be made. The test plate is being stripped. Rechroming cannot start for two weeks due to vacation schedules at Steward. Tom Trebisky, who wrote the logging software, will provide assistance when he finishes with the rotator encoders. Pam should have the above drawings, static supports, mirror covers, tangent rods, ventilation back covers, and safety clips ready for checking by Tuesday.
All drawings are nearly ready.
Friday through Tuesday, Pam will then have each member of the mechanical team go through and check each drawing in the drawing packages. Once a drawing is signed or marked up for changes the packages will be reassembled for final detailing. Pam and I should be able to get the cell weldment approved and out for bids by or before October 13. I will consult with JT before submitting the drawings for quotation. He is already very familiar with the design.