Brick walls are beginning to take shape. The second floor slab should be poured next week making way to finish framing the second floor. Once that is complete the roofers will be able to begin making the building waterproof again. We've had it all, but we press on. In spite of all the weather we're about a weeks worth of sunny dry days from getting the roof leak proof.
Brick work continues, check out the cast stone.
The walls are mostly framed and ducts, conduits and plumbing are going everywhere.