The new management is to be in place by the time of the February 1995 PAC meeting. The Beam Working Group was instructed to generate its own charge and to report back to the Steering Committee. No specific charge was agreed to for any of these groups. No specific charge was agreed to for this group.
Criteria are to include relative costs of site preparation and other factors.
The Site Working Group will arrange a visit to, and evaluation of, the IMB site, and will contact the Morton Salt management very soon, with or without the assistance of IMB physicists. An engineer will be hired to provide an estimate of site preparation costs at both the Soudan and IMB sites. Video conferencing will be investigated as a way to allow wider participation. Deadline for submission of written material for November PAC meeting. Deadline for submission of Long Baseline Experiment Letter of Intent for February PAC meeting.