Next Steps EPA office of Technical Services is reviewing the analytical data to determine the risk to the public from the lead levels along the shoulder of highway 410. If necessary, this material will be excavated and directly transported to a permitted disposal facility. The backfill grading will continue on the week of February 7, 2000. The ERRS contractor has completed the transportation and disposal of all treated soil on the Guyton Site property as well as the Woodward Property. The total tons of soil transported and disposed at the Lee County Landfill are .
Additional planning is necessary in order to efficiently address the problem.
Removal activities to date The ERRS contractor continues to excavate and treat contaminated soil at the Guyton facility. Samples collected from Mr. Woodward's front yard and area beside driveway indicate levels of lead, however they are below action levels. Backfilling activities have been initiated at the Woodard property. Tentative completion date is January 28, 2000. Re-excavation of the contaminated grids at the Woodard property has been completed.