Distribute project introduction flyer to government offices, community center, and businesses throughout the Rogue River area. Develop Community Assessment and Findings Report based on interviews and survey results of community members' input to identify local issues, concerns and ideas about the project. Investigate site environmental, geotechnical and archaeological features. Complete base map survey. Complete hydraulic analysis.
Complete utility locates.
Hold Community Sounding Board Meetings. These are advertised meetings that will be held throughout the life of the project to provide public input on design and construction issues. Launch project Website site, linked to City of Rogue River, Chamber of Commerce, and Jackson County Websites. Distribute periodic progress reports, project updates, and news releases. Develop alignment and bridge type alternatives and corresponding attributes.