Asbestos removal continues to be a problem.
This issue has the contractor several weeks behind schedule. According to Mr. Madonia, the contractor intends to demand an extension of time and money. Mr. O'Dwyer felt there was still some negotiating to do on that issue. Mr. Stretton noted that this proposal called for a fully adhered roof, but he felt that a mechanically fastened roof would cost less. Mr. O'Dwyer will speak to Dan Kelley tomorrow about repricing the roof with a mechanically fastened system.