The good news is that the weather has not yet significantly affected the construction schedule. All excavation work has been completed.
Concrete placement is underway at the waste washwater conduit and filters.
Underslab mechanical installation has also begun. The Purveyor Engineering and Planning Subcommittee met at the Tolt construction site on October 7 where SPU's project management team and Greg Lindstadt from CDM Philip summarized project status and conducted a site tour. The archaeological excavation in the Backwash Solids Disposal Area has been proceeding. October is Washington State Archaeology Month, so groups of students will be visiting the site throughout the month. In conjunction with the month's activities, interested individuals can join archeologists in a tour of the site on Saturday, October 24.