The digital schematic was reviewed. The group proceeded to move through the list of issues to be covered on the digital board. A lot of the changes took place on the new circuits required to support the new Lvl1 Ethernet interface chip we are changing to. Changes made as a result of the meeting where made at the time and reviewed by the group. It helped doing this meeting at Bob's house so he could pull up the necessary files for review and change.
Action items reflect the additional changes or information needed.
Once these items are provided and solved we should be able to send the schematic capture to Steve L for layout to begin. John S requested further information from Steve L regarding the state of the RF boards that will be delivered for testing, so that he and David could begin to develop necessary test equipment interfaces. Summary Overall the project proceeds well. Once the final review of the new layout is complete, the process of board production and then fabrication to get us to testing should be quick. When the RF board goes into fabrication the digital board will be starting into the layout process at the production house.