You might wonder if what you do would be suitable for Risk Analysis. If you use data to solve problems, make forecasts, develop strategies, or make decisions, then you definitely should consider doing Risk Analysis. You start by representing uncertainty in your project file. Distribution functions can be added to any Task and Resource throughout your project, expressing uncertainty as dates, durations, dollar amounts, etc. You can also correlate your inputs using the correlation matrix.
Correlation occurs when the sampling of one or more input distributions are related.
For example, when Rainfall Amount is high, Site Preparation should have a longer duration. Then, click the Simulate button. Histograms, cumulative curves, summary graphs for field ranges - all lead to a powerful presentation of results. Select the type of graph, then customise it by selecting colors and creating titles. All graphs may also be displayed in Excel for further enhancement and analyses.