We have rebagged the spacecraft and are awaiting developments. We started our fairing closeout procedure. We have removed all test and RF GSE and installed the final flight high voltage safety plug. Our next communication with the spacecraft will be from orbit. Post-Mate Ops Today we finished up our final payload checkout and prepared for fairing installation Thursday.
All systems look good.
Today we started our post mate testing sequence. Testing was somewhat limited because a series of hazardous vehicle operations to pressurize the RCS and HAPS meant that we had to clear the high bay and leave the facility during those operations. All indications are that the spacecraft is in good working order and we should finish testing Wednesday. Integration has gone extremely well thus far and we are ready to mate. In other news, we completed the tip maneuver of the satellite in preparation for the mate.