Workgroup members generally felt that the job order print out was user friendly. For future projects, this should be done earlier. They should be sent via Email to WDB's and Job Center Contacts and be on the web. This transition should be a topic at the next Job Center roundtable in April. Jane will become active in the bi-weekly Job Center Team meetings to update staff on the project.
Communication needs to state specifically what needs to be addressed, what action needs to be taken.
Monitoring usage should be left up to the individual offices. The transition to Internet technology must be completed by July 2003 is the final goal. Jane DeRosia will be the central office Job Service staff person who will review the plans to make sure they meet the goal of being fully transitioned by July 2003. Draft an outline of a local plan. Discuss project communications at the end of the meeting.