New calibration tables for PEM electrons have been migrated to the CDHF and are in the initial stages of testing. This is an accelerated schedule over the one presented at the January Operations Working Group meeting. It is based on the schedule presented by the PEM PI at the March UARS Science Team meeting. These new calibration tables include energy deposition from bremsstrahlung x-rays. Inclusion will force a reprocessing of all PEM electron level 3at data from the beginning of the mission.
All engineering are nominal.
Full vertical scans have been performed on 6 of the past 8 days. MLS operation on all other days was with the FOV tracking the limb at approximately 18 km tangent height. The team is reviewing the results of test runs using Version 5.0 of the production software. The MPG continues to assist the Project Scientist with the scheduling of instrument operations. Three new CD-ROM orders were received during this three week period.