Document ID: EPA-HQ-OAR-2003-0051-1141
Agency: epa
Document Type: Supporting & Related Material
Title: 
Posted Date: 2023-08-16T04:00Z

From: 
Ford, Luke <lford@primaryenergy.com> 
Sent:
Friday, February 3, 2023 8:31 AM
To: 
Jones, DonnaLee <jones.donnalee@epa.gov>
Cc:
Coke ICR2 <Coke.ICR2@rti.org>
Subject: 
RE: Cokenergy 114 Stack Test

Dr. Jones

Wanted to pass along an update on status of testing at Cokenergy.  TRC setup on 2/1 and began testing on 2/2 completing one run for Method 5/29, one run for OTM 46, four runs for Method 18, three runs for Method 7E and Method 10.  Overnight we had a boiler come offline and am not sure of return yet. I'll know more by this afternoon but if the boiler is not available to return today, I do not believe TRC will be able to complete all the testing without rescheduling for a future date.  We can continue with the testing with 15 of the 16 HRSG's online if you are in agreement. 

I'll update when I know more.  If you have questions, please let me know.

Regards,

Luke E. Ford
Director EH&S
Primary Energy 
3210 Watling St.
MC 2-991
East Chicago, IN 46312

Email  lford@primaryenergy.com
Office   (219) 397-4626
Mobile  (773) 447-8257

From: Jones, DonnaLee <Jones.Donnalee@epa.gov> 
Sent: Friday, January 20, 2023 3:10 PM
To: Ford, Luke <lford@primaryenergy.com>
Cc: Coke.ICR2@rti.org
Subject: RE: Cokenergy 114 Stack Test

If you already have a schedule, then go ahead and test as planned or, if TRC can do it, over weekend next week. 

Regards,
Donna Lee Jones, Ph.D.
Senior Technical Advisor, Metals Sector
U. S. Environmental Protection Agency
Office of Air Quality Planning and Standards
Sector Policies and Programs Division / Metals & Inorganic Chemicals Group (D243-02)
Research Triangle Park, NC  27711  Tele:  (919)  541-5251  Fax  (919)  541-3207
~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~
"Reasonableness never fails to be appreciated."  - anon.

Pronouns - She/Her/Hers
Salutation - Dr./Ms.

From: Ford, Luke <lford@primaryenergy.com> 
Sent: Friday, January 20, 2023 3:19 PM
To: Jones, DonnaLee <Jones.Donnalee@epa.gov>
Subject: RE: Cokenergy 114 Stack Test

Dr. Jones

Our stack testing contractor, TRC, currently has us on the schedule for the weeks of January 23 and January 30 to complete the scope of work.  If the HRSG is back online by the end of next week we may be able to complete the work by working through the weekend. I do not know TRC's availability into February and beyond but will check.  

Have a good weekend.

Luke E. Ford
Director EH&S
Primary Energy 
3210 Watling St.
MC 2-991
East Chicago, IN 46312

Email  lford@primaryenergy.com
Office   (219) 397-4626
Mobile  (773) 447-8257

From: Jones, DonnaLee <Jones.Donnalee@epa.gov> 
Sent: Friday, January 20, 2023 2:04 PM
To: Ford, Luke <lford@primaryenergy.com>; Coke.ICR2@rti.org
Subject: RE: Cokenergy 114 Stack Test

CAUTION: This email originated from outside your organization. Exercise caution when opening attachments or clicking links, especially from unknown senders.
Mr. Ford  -  You can wait until a week from next week, but then please proceed with testing the week of Feb 6[th] without the HRSG that is down. Thanks for letting me know. 

Have a good weekend.

Regards,
Donna Lee Jones, Ph.D.
Senior Technical Advisor, Metals Sector
U. S. Environmental Protection Agency
Office of Air Quality Planning and Standards
Sector Policies and Programs Division / Metals & Inorganic Chemicals Group (D243-02)
Research Triangle Park, NC  27711  Tele:  (919)  541-5251  Fax  (919)  541-3207
~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~~
"Reasonableness never fails to be appreciated."  - anon.

Pronouns - She/Her/Hers
Salutation - Dr./Ms.

From: Ford, Luke <lford@primaryenergy.com> 
Sent: Friday, January 20, 2023 10:21 AM
To: Jones, DonnaLee <Jones.Donnalee@epa.gov>; Coke.ICR2@rti.org
Subject: Cokenergy 114 Stack Test

Dr. Jones,

I wanted to pass along an update regarding the stack testing at Cokenergy planned to start next week.  One of the 16 HRSG's has been forced offline with tube leak and is currently being repaired. I do not have a return date at this time but it's possible that repairs will be completed by the later part of next week at the earliest.  I wanted to reach out and see if you are okay with us proceeding with the testing as scheduled or to delay until the HRSG has been repaired?

Please give me a call if you would like to discuss or need additional information.

Regards,

Luke Ford
Director EH&S
Primary Energy 
3210 Watling St.
MC 2-991
East Chicago, IN 46312
Desk  -  (219) 397-4626
Cell  -  (773) 447-8257
lford@primaryenergy.com