title: ÐÑÑÐ¾ÑÐ½Ð¾Ðµ Ð·Ð´Ð°Ð½Ð¸Ðµ Ð¾Ð±ÑÐµÑÑÐ²ÐµÐ½Ð½Ð¾-Ð´ÐµÐ»Ð¾Ð²Ð¾Ð³Ð¾ ÑÐµÐ½ÑÑÐ° Ñ Ð¿Ð¾Ð´Ð·ÐµÐ¼Ð½Ð¾Ð¹ Ð°Ð²ÑÐ¾ÑÑÐ¾ÑÐ½ÐºÐ¾Ð¹
title: Ð²ÑÐ¿ÑÑÐºÐ½Ð°Ñ ÐºÐ²Ð°Ð»Ð¸ÑÐ¸ÐºÐ°ÑÐ¸Ð¾Ð½Ð½Ð°Ñ ÑÐ°Ð±Ð¾ÑÐ° Ð±Ð°ÐºÐ°Ð»Ð°Ð²ÑÐ°
titleType: Subtitle
title: High-rise building of a public and business center with an underground parking lot
Creators: name: Ð¡Ð¸ÑÐ¾ÑÐ¸Ð½Ð°, ÐÐ½Ð°ÑÑÐ°ÑÐ¸Ñ
Publisher: name: Ð¡Ð°Ð½ÐºÑ-ÐÐµÑÐµÑÐ±ÑÑÐ³ÑÐºÐ¸Ð¹ Ð¿Ð¾Ð»Ð¸ÑÐµÑÐ½Ð¸ÑÐµÑÐºÐ¸Ð¹ ÑÐ½Ð¸Ð²ÐµÑÑÐ¸ÑÐµÑ ÐÐµÑÑÐ° ÐÐµÐ»Ð¸ÐºÐ¾Ð³Ð¾
Year: 2022
Subjects: Ð²Ð°ÑÐ¸Ð°Ð½ÑÐ½Ð¾Ðµ Ð¿ÑÐ¾ÐµÐºÑÐ¸ÑÐ¾Ð²Ð°Ð½Ð¸Ðµ
ÐºÐ°Ð»ÐµÐ½Ð´Ð°ÑÐ½ÑÐ¹ Ð¿Ð»Ð°Ð½
Ð¾Ð¿ÑÐ¸Ð¼Ð¸Ð·Ð°ÑÐ¸Ñ Ð¿ÑÐ¾ÑÐµÑÑÐ¾Ð²
ÐºÑÐ¸ÑÐµÑÐ¸Ð¸ Ð¾ÑÐµÐ½ÐºÐ¸ Ð¾ÑÐ³Ð°Ð½Ð¸Ð·Ð°ÑÐ¸Ð¸ ÑÑÑÐ¾Ð¸ÑÐµÐ»ÑÑÑÐ²Ð°
variant design
calendar plan
process optimization
construction organization assessment criteria

description: Ð¢ÐµÐ¼Ð° Ð²ÑÐ¿ÑÑÐºÐ½Ð¾Ð¹ ÐºÐ²Ð°Ð»Ð¸ÑÐ¸ÐºÐ°ÑÐ¸Ð¾Ð½Ð½Ð¾Ð¹ ÑÐ°Ð±Ð¾ÑÑ: Ð²ÑÑÐ¾ÑÐ½Ð¾Ðµ Ð·Ð´Ð°Ð½Ð¸Ðµ Ð¾Ð±ÑÐµÑÑÐ²ÐµÐ½Ð½Ð¾-Ð´ÐµÐ»Ð¾Ð²Ð¾Ð³Ð¾ ÑÐµÐ½ÑÑÐ° Ñ Ð¿Ð¾Ð´Ð·ÐµÐ¼Ð½Ð¾Ð¹ Ð°Ð²ÑÐ¾ÑÑÐ¾ÑÐ½ÐºÐ¾Ð¹.Ð Ð´Ð¸Ð¿Ð»Ð¾Ð¼Ð½Ð¾Ð¼ Ð¿ÑÐ¾ÐµÐºÑÐµ ÑÐ°Ð·ÑÐ°Ð±Ð¾ÑÐ°Ð½Ñ ÑÐ°Ð·Ð´ÐµÐ»Ñ Ð¿ÑÐ¾ÐµÐºÑÐ½Ð¾Ð¹ Ð´Ð¾ÐºÑÐ¼ÐµÐ½ÑÐ°ÑÐ¸Ð¸ ÑÐ¾Ð³Ð»Ð°ÑÐ½Ð¾ ÐÐ¾ÑÑÐ°Ð½Ð¾Ð²Ð»ÐµÐ½Ð¸Ñ ÐÑÐ°Ð²Ð¸ÑÐµÐ»ÑÑÑÐ²Ð° Ð Ð¤ Ð¾Ñ 16.02.2008 N 87 Ð¸ ÑÐµÑÐ½Ð¸ÑÐµÑÐºÐ¾Ð¼Ñ Ð·Ð°Ð´Ð°Ð½Ð¸Ñ.Ð¦ÐµÐ»Ñ ÐÐÐ :Â ÑÐ°Ð·ÑÐ°Ð±Ð¾ÑÐºÐ° ÑÐ°Ð·Ð´ÐµÐ»Ð¾Ð² Ð² ÑÐ¾ÑÑÐ°Ð²Ðµ Ð¿ÑÐ¾ÐµÐºÑÐ½Ð¾Ð¹ Ð´Ð¾ÐºÑÐ¼ÐµÐ½ÑÐ°ÑÐ¸Ð¸ Ð½Ð° ÑÑÑÐ¾Ð¸ÑÐµÐ»ÑÑÑÐ²Ð¾ Ð²ÑÑÐ¾ÑÐ½Ð¾Ð³Ð¾ Ð·Ð´Ð°Ð½Ð¸Ñ. Ð¦ÐµÐ»Ñ Ð¸ÑÑÐ»ÐµÐ´Ð¾Ð²Ð°Ð½Ð¸Ñ: Ð¿ÑÐ¾ÐµÐºÑÐ¸ÑÐ¾Ð²Ð°Ð½Ð¸Ðµ Ð¾Ð¿ÑÐ¸Ð¼Ð°Ð»ÑÐ½Ð¾Ð³Ð¾, ÑÐºÐ¾Ð½Ð¾Ð¼Ð¸ÑÐµÑÐºÐ¸ Ð²ÑÐ³Ð¾Ð´Ð½Ð¾Ð³Ð¾ ÐºÐ°Ð»ÐµÐ½Ð´Ð°ÑÐ½Ð¾Ð³Ð¾ Ð¿Ð»Ð°Ð½Ð° Ð²Ð¾Ð·Ð²ÐµÐ´ÐµÐ½Ð¸Ñ Ð¼Ð¾Ð½Ð¾Ð»Ð¸ÑÐ½ÑÑ ÐºÐ¾Ð½ÑÑÑÑÐºÑÐ¸Ð¹ ÑÐ¸Ð¿Ð¾Ð²Ð¾Ð³Ð¾ ÑÑÐ°Ð¶Ð° Ð²ÑÑÐ¾ÑÐ½Ð¾Ð³Ð¾ Ð·Ð´Ð°Ð½Ð¸Ñ.ÐÑÐµÐ´Ð¼ÐµÑ Ð¸ÑÑÐ»ÐµÐ´Ð¾Ð²Ð°Ð½Ð¸Ñ: Ð¼Ð¾Ð½Ð¾Ð»Ð¸ÑÐ½ÑÐµ ÐºÐ¾Ð½ÑÑÑÑÐºÑÐ¸Ð¸ ÑÐ¸Ð¿Ð¾Ð²Ð¾Ð³Ð¾ ÑÑÐ°Ð¶Ð°.ÐÐ°Ð´Ð°ÑÐ¸:1. Ð Ð°Ð·ÑÐ°Ð±Ð¾ÑÐ°ÑÑ Ð²Ð°ÑÐ¸Ð°Ð½ÑÑ ÐºÐ°Ð»ÐµÐ½Ð´Ð°ÑÐ½ÑÑ Ð¿Ð»Ð°Ð½Ð¾Ð².2. ÐÑÐ¾Ð²ÐµÑÑÐ¸ Ð°Ð½Ð°Ð»Ð¸Ð· Ð¿Ð¾ÐºÐ°Ð·Ð°ÑÐµÐ»ÐµÐ¹ ÑÑÑÐµÐºÑÐ¸Ð²Ð½Ð¾ÑÑÐ¸.3. ÐÑÐ±ÑÐ°ÑÑ Ð¾Ð¿ÑÐ¸Ð¼Ð°Ð»ÑÐ½ÑÐ¹ Ð²Ð°ÑÐ¸Ð°Ð½Ñ ÐºÐ°Ð»ÐµÐ½Ð´Ð°ÑÐ½Ð¾Ð³Ð¾ Ð¿Ð»Ð°Ð½Ð°.ÐÐµÑÐ¾Ð´Ñ Ð¸ÑÑÐ»ÐµÐ´Ð¾Ð²Ð°Ð½Ð¸Ñ: ÑÐµÑÐµÐ²Ð¾Ðµ Ð¼Ð¾Ð´ÐµÐ»Ð¸ÑÐ¾Ð²Ð°Ð½Ð¸Ðµ, Ð°Ð½Ð°Ð»Ð¸Ð·, ÑÑÐ°Ð²Ð½ÐµÐ½Ð¸Ðµ.Ð ÑÐ°Ð¼ÐºÐ°Ñ ÑÐ°Ð±Ð¾ÑÑ Ð¿ÑÐ¾Ð²ÐµÐ´ÐµÐ½Ñ ÑÐ°ÑÑÐµÑÑ ÐºÐ°Ð»ÐµÐ½Ð´Ð°ÑÐ½Ð¾Ð³Ð¾ Ð¿Ð»Ð°Ð½Ð° Ð¼Ð°ÑÑÐ¸ÑÐ°Ð¼Ð¸, Ð¿Ð¾ÑÑÑÐ¾ÐµÐ½Ñ Ð´Ð¸Ð°Ð³ÑÐ°Ð¼Ð¼Ñ ÐÐ°Ð½ÑÐ° Ð¸ S-ÐºÑÐ¸Ð²ÑÐµ; Ð³ÑÐ°ÑÐ¸ÐºÐ¸ ÑÐµÑÑÑÑÐ¾Ð², ÑÑÑÐ´Ð¾Ð·Ð°ÑÑÐ°Ñ. Ð Ð°ÑÑÑÐ¸ÑÐ°Ð½Ñ ÐºÑÐ¸ÑÐµÑÐ¸Ð¸ ÐºÐ°ÑÐµÑÑÐ²Ð°, ÑÐºÐ¾Ð½Ð¾Ð¼Ð¸ÑÐµÑÐºÐ°Ñ ÑÑÑÐµÐºÑÐ¸Ð²Ð½Ð¾ÑÑÑ.Ð Ð°Ð·ÑÐ°Ð±Ð¾ÑÐ°Ð½Ñ ÑÐ°Ð·Ð´ÐµÐ»Ñ Ð¿ÑÐ¾ÐµÐºÑÐ½Ð¾Ð¹ Ð´Ð¾ÐºÑÐ¼ÐµÐ½ÑÐ°ÑÐ¸Ð¸. Ð¡Ð´ÐµÐ»Ð°Ð½ Ð²ÑÐ²Ð¾Ð´ Ð¾Ð± Ð¸ÑÐ¿Ð¾Ð»ÑÐ·Ð¾Ð²Ð°Ð½Ð¸Ð¸ Ð¼ÐµÑÐ¾Ð´Ð° Ð½ÐµÐ¿ÑÐµÑÑÐ²Ð½Ð¾Ð³Ð¾ Ð¾ÑÐ²Ð¾ÐµÐ½Ð¸Ñ ÑÑÐ¾Ð½ÑÐ¾Ð². ÐÐ¾Ð·Ð¼Ð¾Ð¶Ð½Ð¾ ÑÐ¾Ð·Ð´Ð°Ð½Ð¸Ðµ Ð±Ð°Ð·Ñ Ð·Ð½Ð°Ð½Ð¸Ð¹ Ð¿Ð¾ Ð¾Ð¿ÑÐµÐ´ÐµÐ»ÐµÐ½Ð¸Ñ Ð¾Ð¿ÑÐ¸Ð¼Ð°Ð»ÑÐ½Ð¾Ð³Ð¾ ÐºÐ°Ð»ÐµÐ½Ð´Ð°ÑÐ½Ð¾Ð³Ð¾ Ð¿Ð»Ð°Ð½Ð° Ð½Ð° ÑÐ°Ð·Ð½ÑÐµ Ð¾Ð±ÑÐµÐºÑÑ Ñ Ð¿Ð¾ÑÐ»ÐµÐ´ÑÑÑÐµÐ¹ Ð°Ð²ÑÐ¾Ð¼Ð°ÑÐ¸Ð·Ð°ÑÐ¸ÐµÐ¹ Ð¿ÑÐ¾ÑÐµÑÑÐ°.
description: The theme of the final qualifying work: âA high-rise building of a public and business center with an underground parking lotâIn this project, sections of project documentation were developed in accordance with the Decree of the Government of the Russian Federation of February 16, 2008 N 87 and the terms of reference.The purpose of the work: the development of sections in the design documentation for the construction of a high-rise building. The purpose of the study: designing an optimal, cost-effective schedule for the erection of monolithic structures of a typical floor of a high-rise building.Subject of study: monolithic structures of a typical floor.Tasks:1. Develop options for calendar plans.2. Conduct an analysis of performance indicators.3. Choose the best variant of the schedule.Research methods: modeling, analysis, comparison.Calculations of the calendar plan by matrices were carried out, Gantt charts and S-curves,Â schedules of resources and labor costs were built. Quality criteria and economic efficiency were calculated.Sections of project documentation have been developed. The conclusion is made about the use of the method of continuous development of fronts. In future, there is the possibility of creating a knowledge base for determining the optimal schedule for different objects with subsequent automation of the process.