title: ÐÐ½Ð°Ð»Ð¸Ð· Ð¸ ÑÐ¾Ð²ÐµÑÑÐµÐ½ÑÑÐ²Ð¾Ð²Ð°Ð½Ð¸Ðµ ÑÐ¸ÑÑÐµÐ¼Ñ Ð¼ÐµÐ½ÐµÐ´Ð¶Ð¼ÐµÐ½ÑÐ° ÐºÐ°ÑÐµÑÑÐ²Ð° Ð² Ð¿ÑÐ¾ÐµÐºÑÐ½Ð¾Ð¹ Ð¾ÑÐ³Ð°Ð½Ð¸Ð·Ð°ÑÐ¸Ð¸ ÐÐ Â«ÐÐµÐ½Ð³Ð¸Ð¿ÑÐ¾Ð¼ÐµÐ·Â»
title: Ð²ÑÐ¿ÑÑÐºÐ½Ð°Ñ ÐºÐ²Ð°Ð»Ð¸ÑÐ¸ÐºÐ°ÑÐ¸Ð¾Ð½Ð½Ð°Ñ ÑÐ°Ð±Ð¾ÑÐ° Ð±Ð°ÐºÐ°Ð»Ð°Ð²ÑÐ°
titleType: Subtitle
title: Analysis and improvement of the quality management system in the project organization AO Â«LengipromezÂ»
Creators: name: ÐÐ¾Ð³Ð´Ð°Ð½Ð¾Ð²Ð°, ÐÐºÐ°ÑÐµÑÐ¸Ð½Ð°
Publisher: name: Ð¡Ð°Ð½ÐºÑ-ÐÐµÑÐµÑÐ±ÑÑÐ³ÑÐºÐ¸Ð¹ Ð¿Ð¾Ð»Ð¸ÑÐµÑÐ½Ð¸ÑÐµÑÐºÐ¸Ð¹ ÑÐ½Ð¸Ð²ÐµÑÑÐ¸ÑÐµÑ ÐÐµÑÑÐ° ÐÐµÐ»Ð¸ÐºÐ¾Ð³Ð¾
Year: 2021
Subjects: cÐ¾Ð²ÐµÑÑÐµÐ½ÑÑÐ²Ð¾Ð²Ð°Ð½Ð¸Ðµ ÑÐ¸ÑÑÐµÐ¼Ñ Ð¼ÐµÐ½ÐµÐ´Ð¶Ð¼ÐµÐ½ÑÐ° ÐºÐ°ÑÐµÑÑÐ²Ð°
improvement of the quality management system

description: Ð Ð´Ð°Ð½Ð½Ð¾Ð¹ ÑÐ°Ð±Ð¾ÑÐµ Ð±ÑÐ» ÑÐ°Ð·ÑÐ°Ð±Ð¾ÑÐ°Ð½ Ð¿ÑÐ¾ÐµÐºÑ Ð¿Ð¾ ÑÐ¾Ð²ÐµÑÑÐµÐ½ÑÑÐ²Ð¾Ð²Ð°Ð½Ð¸Ñ ÑÐ¸ÑÑÐµÐ¼Ñ Ð¼ÐµÐ½ÐµÐ´Ð¶Ð¼ÐµÐ½ÑÐ° ÐºÐ°ÑÐµÑÑÐ²Ð° ÐÐ Â«ÐÐµÐ½Ð³Ð¸Ð¿ÑÐ¾Ð¼ÐµÐ·Â». Ð ÑÐ°Ð±Ð¾ÑÐµ Ð±ÑÐ» Ð¿ÑÐ¾Ð²ÐµÐ´ÐµÐ½ Ð°Ð½Ð°Ð»Ð¸Ð· Ð¿Ð¾ÐºÐ°Ð·Ð°ÑÐµÐ»ÐµÐ¹ ÑÐ°Ð±Ð¾ÑÑ, Ð¿Ð¾Ð·Ð¸ÑÐ¸Ð¸ Ð½Ð° ÑÑÐ½ÐºÐµ Ð¸ ÑÐ¸ÑÑÐµÐ¼Ñ Ð¼ÐµÐ½ÐµÐ´Ð¶Ð¼ÐµÐ½ÑÐ° ÐºÐ°ÑÐµÑÑÐ²Ð° ÐÐ Â«ÐÐµÐ½Ð³Ð¸Ð¿ÑÐ¾Ð¼ÐµÐ·Â». Ð¡Ð»Ð°Ð±ÑÐ¼ Ð¼ÐµÑÑÐ¾Ð¼ ÑÐ²Ð»ÑÐµÑÑÑ Ð±Ð¾Ð»ÑÑÐ¾Ðµ ÑÐ¸ÑÐ»Ð¾ ÑÐ¾ÑÑÑÐ´Ð½Ð¸ÐºÐ¾Ð² Ð²Ð¾Ð·ÑÐ°ÑÑÐ½Ð¾Ð¹ ÐºÐ°ÑÐµÐ³Ð¾ÑÐ¸Ð¸ Â«50+Â». Ð¡Ð¸ÑÑÐµÐ¼Ð° Ð¼ÐµÐ½ÐµÐ´Ð¶Ð¼ÐµÐ½ÑÐ° ÐºÐ°ÑÐµÑÑÐ²Ð° Ð½Ðµ ÑÐµÑÐ°ÐµÑ Ð´Ð°Ð½Ð½ÑÑ Ð¿ÑÐ¾Ð±Ð»ÐµÐ¼Ñ Ð¸ ÑÐ²Ð»ÑÐµÑÑÑ Ð½ÐµÐ´Ð¾ÑÑÐ°ÑÐ¾ÑÐ½Ð¾ ÑÐµÐ·ÑÐ»ÑÑÐ°ÑÐ¸Ð²Ð½Ð¾Ð¹. ÐÑÑÐ¾Ð´Ñ Ð¸Ð· ÑÐµÐ·ÑÐ»ÑÑÐ°ÑÐ¾Ð² Ð°Ð½Ð°Ð»Ð¸Ð·Ð° Ð±ÑÐ»Ð¸ ÑÐ°Ð·ÑÐ°Ð±Ð¾ÑÐ°Ð½Ñ ÑÐ»ÐµÐ´ÑÑÑÐ¸Ðµ ÑÐµÐºÐ¾Ð¼ÐµÐ½Ð´Ð°ÑÐ¸Ð¸: â¢ Ð¸Ð·Ð¼ÐµÐ½ÐµÐ½Ð¸Ðµ Ð²ÑÐµÐ¼ÐµÐ½Ð½ÑÑ Ð¿ÐµÑÐ¸Ð¾Ð´Ð¾Ð² Ð¿ÑÐ¾Ð²ÐµÐ´ÐµÐ½Ð¸Ñ Ð°ÑÑÐµÑÑÐ°ÑÐ¸Ð¸ ÑÐ¾ÑÑÑÐ´Ð½Ð¸ÐºÐ¾Ð² Ð¸ ÑÐ°ÑÑÐ¸ÑÐµÐ½Ð¸Ðµ ÑÐ°Ð¼Ð¾Ð¹ Ð¿ÑÐ¾ÑÐµÐ´ÑÑÑ; â¢ ÑÐ¾Ð·Ð´Ð°Ð½Ð¸Ðµ Ð² Ð¾ÑÐ³Ð°Ð½Ð¸Ð·Ð°ÑÐ¸Ð¸ Ð¿ÑÐ¾ÑÐµÑÑÐ° Ð½Ð°ÑÑÐ°Ð²Ð½Ð¸ÑÐµÑÑÐ²Ð° Ð´Ð»Ñ Ð½Ð¾Ð²ÑÑ ÑÐ¾ÑÑÑÐ´Ð½Ð¸ÐºÐ¾Ð²; â¢ ÑÐ¾Ð·Ð´Ð°Ð½Ð¸Ðµ ÐºÐ°Ð´ÑÐ¾Ð²Ð¾Ð³Ð¾ ÑÐµÐ·ÐµÑÐ²Ð° Ð½Ð° ÑÑÐºÐ¾Ð²Ð¾Ð´ÑÑÐ¸Ðµ Ð´Ð¾Ð»Ð¶Ð½Ð¾ÑÑÐ¸. Ð¢Ð°ÐºÐ¶Ðµ Ð±ÑÐ»Ð¸ ÑÐ°ÑÑÐ¼Ð¾ÑÑÐµÐ½Ñ Ð²Ð°ÑÐ¸Ð°Ð½ÑÑ Ð¼ÐµÑÐ¾Ð¿ÑÐ¸ÑÑÐ¸Ð¹ Ð¿Ð¾ Ð¿ÑÐ¸Ð²Ð»ÐµÑÐµÐ½Ð¸Ñ Ð¼Ð¾Ð»Ð¾Ð´ÑÑ ÑÐ¾ÑÑÑÐ´Ð½Ð¸ÐºÐ¾Ð² Ð¸ Ð¼Ð¾ÑÐ¸Ð²Ð°ÑÐ¸Ð¸ ÑÐ°Ð±Ð¾ÑÐ½Ð¸ÐºÐ¾Ð² Ð¿ÑÐµÐ´Ð¿ÑÐ¸ÑÑÐ¸Ñ. ÐÑÐ¿Ð¾Ð»Ð½ÐµÐ½Ð¸Ðµ Ð¿ÑÐ¾ÐµÐºÑÐ° Ð·Ð°Ð¿Ð»Ð°Ð½Ð¸ÑÐ¾Ð²Ð°Ð½Ð¾ Ð½Ð° Ð¿ÐµÑÐ¸Ð¾Ð´ ÑÐ½Ð²Ð°ÑÑ-Ð¼Ð°Ð¹ 2022 Ð³Ð¾Ð´Ð°. ÐÐ»Ñ Ð¿ÑÐ¾ÐµÐºÑÐ° Ð±ÑÐ» ÑÐ¾ÑÑÐ°Ð²Ð»ÐµÐ½ Ð¿Ð»Ð°Ð½-Ð³ÑÐ°ÑÐ¸Ðº, Ð¿ÑÐ¾Ð²ÐµÐ´ÐµÐ½ Ð°Ð½Ð°Ð»Ð¸Ð· ÑÐ¸ÑÐºÐ¾Ð², Ð¼ÐµÑÐ¾Ð¿ÑÐ¸ÑÑÐ¸Ñ Ð¿Ð¾ Ð¸Ñ Ð¿ÑÐµÐ´Ð¾ÑÐ²ÑÐ°ÑÐµÐ½Ð¸Ñ Ð¸ ÑÑÑÑÐ°Ð½ÐµÐ½Ð¸Ñ, ÑÐ°ÑÑÑÐ¸ÑÐ°Ð½Ñ Ð·Ð°ÑÑÐ°ÑÑ Ð½Ð° ÑÐ¾Ð²ÐµÑÑÐµÐ½ÑÑÐ²Ð¾Ð²Ð°Ð½Ð¸Ðµ ÑÐ¸ÑÑÐµÐ¼Ñ Ð¼ÐµÐ½ÐµÐ´Ð¶Ð¼ÐµÐ½ÑÐ° ÐºÐ°ÑÐµÑÑÐ²Ð°. ÐÐ¾Ð»ÑÑÐµÐ½Ð° Ð¸ Ð¾Ð±Ð¾ÑÐ½Ð¾Ð²Ð°Ð½Ð° Ð¾Ð¶Ð¸Ð´Ð°ÐµÐ¼Ð°Ñ Ð¾ÑÐµÐ½ÐºÐ° ÑÐµÐ·ÑÐ»ÑÑÐ°ÑÐ¸Ð²Ð½Ð¾ÑÑÐ¸ Ð¾Ñ Ð²Ð½ÐµÐ´ÑÐµÐ½Ð¸Ñ Ð¸ ÑÑÑÐµÐºÑÐ¸Ð²Ð½Ð¾ÑÑÑ Ð¿ÑÐ¾ÐµÐºÑÐ°.
description: In the work the analysis of performance indicators market position and quality management system of AO Â«LengipromezÂ» was carried out. The weak point is the large number of employees in the 50+ age category. The quality management system does not solve this problem and is not effective enough. Based on the results of the analysis, the following recommendations were developed: â¢ changing the time periods for the attestation of employees and expanding the procedure itself; â¢ creation of a mentoring process for new employees in the organization; â¢ creation of a personnel reserve for managerial positions. Also considered options for activities to attract young employees and motivate employees of the enterprise. The project is scheduled for January-May 2022. For the project, a schedule was drawn up an analysis of risks measures for their prevention and elimination were carried out the costs of improving the quality management system were calculated. Received and substantiated the expected assessment of the effectiveness of the implementation and the effectiveness of the project.