Identification and analysis of communication barriers for construction projects with time uncertainties
Authors: Xie Haiyan , Hong Ying , Xin Mengyang , Brilakis Ioannis , Shi Owen 
Published: August 2023

PurposeThe purpose of this study is to improve communication success through barrier identification and analysis so that the identified barriers can help project teams establish effective information-exchange strategies.Design/methodology/approachThe recent publications on construction communication about time management are reviewed. Then, the semi-structured interviews are performed with both questionnaires and audio recordings (n1 = 18). Next, the collected data are analyzed using both statistical measures on the questionnaire survey and qualitative coding analysis on the text transcripts from an audio recording. Particularly, the identified barriers are substantiated using a scientometrics approach based on the published articles (2011–2020, n2 = 52,915) for purposeful information-sharing solutions in construction time management. Furthermore, the intervention strategies from the top 10 most-cited articles are analyzed and validated by comparisons with the results from construction surveys and relevant studies.FindingsBased on the discussed communication difficulties, five main barriers were identified during time-cost risk management: probability and statistical concepts, availability of data from external resources, details of team member experiences, graphics (and graphical presentation skills), and spatial and temporal (a.k.a. 4D) simulation skills. For the improvement of communication skills and presentation quality regarding probability and statistical concepts, project teams should emphasize context awareness, case studies and group discussions. Details of communication techniques can be adjusted based on the backgrounds, experiences and expectations of team members.Research limitations/implicationsThe dataset n1 has both size and duration limits because of the availability of the invited industry professionals. The dataset n2 considers the literature from 2011 to 2020. Any before-the-date and unpublished studies are not included in the study.Practical implicationsA thorough comprehension of communication barriers can help project teams develop speaking, writing and analytical thinking skills that will enable the teams to better deliver ideas, thoughts and meanings. Additionally, the established discussion on barrier-removal strategies may enhance time management effectiveness, reduce project delays, avoid confusion and misunderstanding and save rework costs.Social implicationsThis research calls for the awareness of communication barriers in construction project execution and team collaboration. The identified barriers and the established solutions enrich the approaches of construction companies to share information with communities and society.Originality/valueThis is the first identification model for communication barriers in the time management of the construction industry to the authors' knowledge. The influencing factors and the countermeasures of communication difficulties highlighted by the research were not examined systematically and holistically in previous studies. The findings provide a new approach to facilitate the development of powerful communication strategies and to improve project execution.