A practical approach of partial striking technique in high-rise buildings
Authors: Sahu Arti , Shanmugapriya S. 
Published: September 2023

PurposeThis research proposes a viable method of slab and shore load computation for the partial striking technique utilized in high-rise construction projects to optimize the use of horizontal formwork. The proposed Partial Striking Simplified Method (PSSM) is designed to be utilized by industry practitioners to schedule the construction operations of casting floors in order to control the formwork costs incurred throughout the completion of a project.Design/methodology/approachThe article presents the PSSM for calculating slab and shore loads in multi-story building construction. It introduces the concept of “clearing before striking,” where shore supports are partially removed after a few days of pouring fresh concrete. The PSSM procedure is validated through numerical analysis and compared to other simplified approaches. Additionally, a user-friendly Python program based on the PSSM procedure is developed to explore the capability of the PSSM procedure and is used to study the variations in slab load, shoring level, concrete grade and cycle time.FindingsThe study successfully developed a more efficient and reliable method for estimating the loads on shores and slabs using partial striking techniques for multi-story building construction. Compared to other simplified approaches, the PSSM procedure is simpler and more precise, as demonstrated through numerical analysis. The mean of shore and slab load ratios are 1.08 and 1.07, respectively, which seems to have a slight standard deviation of 0.29 and 0.21 with 3D numerical analysis. The Python program developed for load estimation is effective in exploring the capability of the proposed PSSM procedure. The Python program's ability to identify the floor under maximum load and determine the specific construction stage provides valuable insights for multi-story construction, enabling informed decision-making and optimization of construction methods.Practical implicationsHigh-rise construction in Indian cities is booming, though this trend is not shared by all the country's major metropolitan areas. The growing construction sector in urban cities demands rapid construction for efficient utilization of formwork to control the construction costs of project. The proposed procedure is the best option to optimize the formwork construction cost, construction cycle time, the suitable formwork system with optimum cost, concrete grade for the adopted level of shoring in partaking and many more.Originality/valueThe proposed PSSM reduces the calculation complexity of the existing simplified method. This is done by considering the identical slab stiffness and identical shore layout for uniform load distribution throughout the structure. This procedure utilizes a two-step load distribution calculation for clearing phase. Initially, the 66% prop load of highest floor level is distributed uniformly over the lower interconnected slabs. In the second step, the total prop load is removed equally from all slabs below it. This makes the load distribution user-friendly for the industry expert.