2015 Status Report on Major Defence Equipment Procurements
Authors: Perry David 
Published: August 2024

Federal elections may be good for democracy, but the campaigns — particularly the lengthy one recently held in Canada — can be crippling for plans to better arm our military. Just before the election was called, there were public signs of important progress being made in what has long been a frustratingly slow and bureaucratically complex procurement process. But then the campaign left the Department of National Defence and other federal departments unable to secure approvals from either a defence minister or the Treasury Board, until the election ended and the new prime minister appointed the current cabinet. There had already been upheaval prior to that: In the first seven months of 2015, the three senior leaders at the Canadian Forces and the Defence Department (including the minister) had been replaced, along with many other people critical to the procurement process. In addition, there had been changes in the Public Works Department and the Defence Procurement Strategy Secretariat. Frustrating and disappointing delays have long been a matter of course in Canada’s defence procurement process. In 2014/15, the number of ministerial or Treasury Board approvals to allow projects to proceed was half of that in 2009/10. Yet the demand for approvals has not abated. In addition to the turnover of key figures involved in the procurement and approval process, delays have come from a number of major steps added to the process, making an already lengthy and complex system even more so. To be sure, these steps were added in the pursuit of improved financial management and project management, with the aim of addressing longstanding problems. But it will take years to see if those objectives have been realized. An irony here is that the budget for military procurement has increased. Between 2004 and 2009, the Defence Department’s procurement budget nearly doubled. But the funding was never matched by the capacity to manage it. In 2003, the Material Group had a ratio of 2,600 staff for every $1 billion in procurement funds. By 2009, the ratio had become 1,800 staff for every $1 billion in procurement funds. Since then, the ratio has only gotten substantially worse. New systems now require extensive analysis to determine if a more intensive Treasury Board review is required. A recently created panel designed to provide a “third-party challenge function” on requirements for major procurements has created some confusion among officials as to what documentation they should be producing to support procurement initiatives. And the panel’s terms of reference are extensive, ranging from evaluating a project’s alignment with government policy and the level of its fit with allies’ capabilities, to the role of Canadian suppliers and the anticipated support concept. Still, there are some indications that changes enacted in 2014 to the procurement process may eventually help mitigate delays in the future. There are continual improvements being made to the way the Defence Department conducts project costing as well as how the Treasury Board Secretariat evaluates the costs, which will help improve the compatibility between estimates and newly introduced frameworks. New methods of better prioritizing projects have also been introduced. And there are plans underway intended to reduce the time involved in the department’s internal approval processes. For now, however, these attempts at improvement have been focused on the lower-dollar-figure approvals done by the minister. It remains to be seen if, first, they work, and secondly, if they can then be used to facilitate Treasury Board approvals, as well.