A Collaborative Approach to Risk Assessment and Mitigation of Pre-Production Cross-Flow for a Multi-Billion Dollar Sour Field Development Project in the Sultanate of Oman: A Case Study
Authors: Cobanoglu Mustafa , Nabhani Abdullah 
Published: September 2019

Abstract
The Yibal Khuff/Sudair reservoirs were discovered in 1977. The field contains both Non-Associated Gas in the Sudair & Lower Khuff reservoirs and Associated Gas with oil rims in the Upper Khuff reservoirs. The Upper and Lower Khuff hydrocarbons contain 2–3% H2S and 4–6% CO2, whereas the Sudair gas contain 1–1.5% CO2 and less than 50 ppm H2S. The Field Development Plan (FDP), a multibillion dollar sour development project, was completed in 2011 proposing a total of 47 wells, 34 dedicated horizontal/vertical wells for oil rim production and 13 commingled vertical/deviated gas wells, and the construction of new sour surface facilities with a gas production capacity of 6 MMm3/day.
FDP execution started in 2016 while the details of field start-up, scheduled a few years later, were still being planned. As part of this planning, it was noticed that a number of pre-drilled wells required perforation and clean-up before facility startup. Due to the time necessary to prepare all the pre-drilled wells, pre-production wellbore cross-flow was expected to occur in wells located in the West block of the field. A dedicated subsurface team was assigned in 2017 to evaluate and mitigate the potential risks associated with this expected cross-flow through the wellbore resulting from the pressure difference between the Lower Khuff and Upper Khuff layers.
This paper covers the integrated approach that the team followed to address the expected cross-flow issue, including: Basis for pre-production cross- flowThe quantification of the cross-flow using analytical and numerical simulation methodsThe assessment of the impact of cross-flow on process safety and the environment (i.e. drilling risks with potential blow out of sour gas) and social responsibility (i.e. production capacity and ultimate recovery losses resulting in lower benefits to the community)The identification and assessment of solutions to stop/reduce the cross-flowThe implementation of a robust and feasible mitigation plan
The conducted study demonstrated that the impact of cross-flow at well level would be severe. The cross-flow rate could reach up to 25-137 Km3/day/well, while the field level cross-flow rate could reach up to 400 Km3/day. The oil rate capacity reduction in the West Block wells could reach 20-30% at start-up, resulting in a total only 1% oil ultimate recovery loss at field level since the West block contribution is small to total production and West block wells are constrained. The study also showed that the casing design is adequate and drilling risks are manageable even in case of cross-flow. Out of several solutions identified to stop/reduce cross-flow, phasing perforation was considered the most robust and feasible option.
This paper presents the novel approach of a collaborative study that resulted in improved safety and reduced environmental risks and potential ultimate recovery losses. It also presents the methodologies used to allow the Assessment and Mitigation of Pre-Production Cross-flow and evaluation of the best option to mitigate the cross-flow in order to minimize the impact of cross-flow at minimum cost, well interventions and impact on well deliverable.