Step Change in Delivering High Fracture Wells by Eliminating Expandable Liner
Authors: Al Sheidi Ali Salim , Al Balushi Hatim Abdul Raheem , Al Rawahi Zahran Ahmed , Al Amri Yahya Hilal , Mansur Deutra 
Published: December 2021

Abstract
This paper discusses the journey of finding alternate solution for having to run the Expandable Liners operations in the Fahud field which is already one of the most operationally challenging fields to drill in Petroleum Development Oman (PDO), due to the presence of a gas cap in highly fractured and depleted limestone formations with total losses and the need for dynamic annulus fill to maintain primary well control.
In Fahud field, there is a highly reactive shale formation within reservoir limestone formation. Due to high likelihood of total losses, this shale formation caused bore hole instability challenges while drilling. And with more depletion took place, the challenges became more frequently to occurred.
In 2001, expandable tubular liner was introduced to address these bore hole instability challenges while drilling highly reactive shale formation under total losses in the 8-1/2″ section. The use of expandable technology was sustained over the years in delivering all wells drilled to traverse this reactive shale column. Previously before 2001, wells used to have fat well design by installations of extra casing to cover the formations and problematic zones. Also, Fahud field was not depleted as it is now, and the problematic shale zone used to drill by normal conventional way without any issue using inhibition frilling fluid. Petroleum Development Oman (PDO) identified expandable liner as a preferred alternative to ‘Fat’ well design. The ‘Fat’ well design would have a large hole size through potential loss zones, resulting in unmanageable volumes of water being required. Expandable liber was fast-tracked - various technical options were considered by PDO with expandable liner technology being identified as the best solution to address the problem of the shale column.
However, the deployment of expandable tubular liner technology supported to drill & deliver wells but also has its associated challenges incurring additional time and cost with reasonable installation and low operations success rate due to number of operational steps required prior and after the expandable liner. Adding to that, all the challenges associated with each step. The installation of the expandable liner required eight operational steps with multiple trips to under-ream, install and expand, cement, caliper log and drill through the liner which increased the probability of something going wrong due to mainly the challenging well profile and multiple operations steps. The expandable liners technology was required when the target formation was below the reactive shale interval.
The team carried out a study of previous deployments with the intention of identifying well planning and operational contributors to the installation difficulties and operations failures, with a view of eliminating the need for installing the expandable liner and drilling the well to the desired landing point at designed section total depth.
Most of the unsuccessful installation rates were observed to be prevalent in wells with high angle applications. The team also observed that the length of the hole interval below the reactive shale column contributed to the number of unsuccessful installation and operational failure rates recorded. The team evaluated the impact of reducing well inclination on the ability to deliver the hole section without installing the expandable liner. Subsequently the team developed an optimization plan which involved keeping all build activities above and below the problematic interval and holding tangent at less than 45° inclination while drilling across the problematic shale.
In conclusion, in 2020 the team delivered six wells (90% of wells crossing reactive shale formation delivered) using the above described approach and traversed the historically highly reactive shale formation without installing expandable liners. This resulted in a 20% reduction in total well construction time and 17% reduction in total well delivery cost per well. In addition to the time and cost saving, with the new approach, described in this paper, less water needed to be pumped for dynamic fill. This allowed bringing the wells quicker to production, thus reducing oil deferment.