Barriers to integrating lean construction and integrated project delivery (IPD) on construction megaprojects towards the global integrated delivery (GID) in multinational organisations: lean IPD&GID transformative initiatives
Authors: Evans Martin , Farrell Peter , Elbeltagi Emad , Dion Helen 
Published: August 2021

PurposeThe architecture, engineering and construction (AEC) industry encounter substantial risks and challenges in its evolution towards sustainable development. International businesses, multinational AEC organisations, technical professionals, project and portfolio management organisations face global connectivity challenges between business units, especially during the outbreak of novel coronavirus pandemic, to manage construction megaprojects (CMPs). That raises the need to manage global connectivity as a main strategic goal of global organisations. This paper aims to investigate barriers to integrating lean construction (LC) practices and integrated project delivery (IPD) on CMPs towards the global integrated delivery (GID) transformative initiatives and develop future of work (FOW) global initiatives in contemporary multinational AEC organisations.Design/methodology/approachA two-stage quantitative and qualitative research approach is adopted. The qualitative research methodology consists of a literature review to appraise barriers to integrating LeanIPD&GID on CMPs. Barriers are arranged into six-factor clusters (FCs), with a conceptualisation of LeanIPD&GID, GID strategy placements and FOW global initiatives with multiple validations. This analysis also involved semi-structured interviews and focus group techniques. Stage two consisted of an empirical questionnaire survey that shaped the foundation of analysis and findings of 230 respondents from 23 countries with extensive cosmopolitan experience in the construction of megaprojects. The survey examined a set of 28 barriers to integrating LeanIPD&GID on CMPs resulting from a detailed analysis of extant literature after validation. Descriptive and inferential statistical tests were exploited for data analysis, percentage scoring analysis, principal component analysis (PCA) and eigenvalues were used to elaborate on clustered factors.FindingsThe research conceptualised LeanIPD&GID principles and proposed GID strategy placements for LeanIPD&GID transformative initiatives and FOW global initiatives. It concluded that the most significant barriers to integration of LeanIPD&GID on CMPs are “lack of mandatory building information modelling (BIM) and LC industry standards and regulations by governments”, “lack of involvement and support of governments”, “high costs of BIM software licenses”, “resistance of industry to change from traditional working practices” and “high initial investment in staff training costs of BIM”. PCA revealed the most significant FCs are “education and knowledge-related barriers”, “project objectives-related barriers” and “attitude-related barriers”. Awareness of BIM in the Middle East and North Africa (MENA) region is higher than LC and LC awareness is higher than IPD knowledge. Whilst BIM adoption in the MENA region is higher than LC; the second is still taking its first steps, whilst IPD has little implementation. LeanBIM is slightly integrated, whilst LeanIPD integration is almost not present.Originality/valueThe research findings, conclusion and recommendation and proposed GID strategy placements for LeanIPD&GID transformative initiatives to integrating LeanIPD&GID on CMPs. This will allow project key stakeholders to place emphasis on tackling LeanIPD&GID barriers identified in this research and commence GID strategies. The study has provided effective practical strategies for enhancing the integration of LeanIPD&GID transformative initiatives on CMPs.