Evaluation of the impact of risk management on project performance in small construction firms in South Africa
Authors: Amoah Christopher , Pretorius Leon 
Published: December 2019

Purpose
Risk management has become an integral part in businesses around the world. In the construction industry, risk management has also been introduced and has been mainly entrusted in the hands of the project team to go through a laid down risk management processes to identify possible risk events, which may occur during the project execution and the impact they may have on the project deliverables should they occur. It is, however, believed that small construction firms do not take risk management as a serious exercise even though most of the project risks are transferred to them as subcontractors. The purpose of this study was, therefore, to investigate risk management processes in the small construction companies and the impact of risk management on their project deliverables.

Design/methodology/approach
A case study of a single construction company was used for this study. Data were collected through structured questionnaire to 16 respondents who are involved in the project execution in the case study company. Two managing directors of the case study company were also interviewed. In total, 11 project site meetings were also attended to observe meeting proceedings and to record issues discussed. In total, 15 monthly project reports and project close-out reports were also studied. In total, One hundred and five completed projects of which 58 per cent were renovation projects, 27 per cent were new projects and 15 per cent were civil/structural works were also examined. The data were then analysed using excel analytical tool and the content analysis method.

Findings
The findings indicate that small construction companies with respect to the case study company do not have a specific laid down risk management processes that project team are made to go through before and during the execution of their projects. There is, however, no conclusive evidence regarding the impact of risk management on project performance as a significant number of projects done were able to meet a successful project performance indicators even though risk management exercises were not done. Some of the identified risk events that caused project failures are payment delays, labour related issues, subcontractor/main contractor related issues, insufficient contingency reserves/plan, etc.

Research limitations/implications
Only one construction company was used as a case study for this research and all sources of data were related to a single company. The results may, therefore, be not generalisable.

Practical implications
The research has discovered that projects outcome could have improved tremendously if proper risk management exercises were implemented before project execution as most of the causes of project failures could have been identified through the risk management processes. This study, hence, gives an insight as to why small construction firms like the case study company should take risk management seriously in their projects execution to improve on the performance of their projects.

Originality/value
The research has discovered that projects outcome could have improved tremendously if proper risk management exercises were implemented before project execution as most of the causes of project failures could have been identified through the risk management processes. This study, hence, gives an insight as to why small construction firms like the case study company should take risk management seriously in their projects execution to improve on the performance of their projects.