Monitoring and Evaluation Systems and Performance of Public Private Partnership Projects in Nairobi City County, Kenya
Authors: Mokua Carren , Kimutai Gladys 
Published: November 2019

Globally, economies are increasingly facing difficulties in revamping their infrastructure. This has thus necessitated the involvement of public private partnerships (PPPs) for the last two decade. PPPs are contracts between government and private entities to finance, build and operate some elements of a public facility. The purpose of this study was to establish the influence of M & E systems on the performance of public private partnership projects in Nairobi City County, Kenya. Specific study objectives were: to determine the availability of M&E systems, to assess the staff competence in the implementation of the M&E, to evaluate the use of Logical Framework Matrix and to assess the frequency of M&E report use which influence performance of PPPs projects in Nairobi County, Kenya. Theory of change and performance theory guided the study. Survey research design was employed. Questionnaires and interview schedules were administered in the collection of data. A population of 161 project staff in 26 projects were targeted. The study also involved 10 county government officials. Stratified sampling, simple random and purposive sampling designs were applied to select 125 respondents for the study sample. Qualitative and quantitative data was collected and analysed numerically. The analysis of data was done through Statistical Package for Social Sciences version 20. Inferential and descriptive statistical measures were calculated and interpreted. Descriptive statistics such as frequencies, mean, standard deviations and percentages were computed and then presented using frequency tables, cross tabulations and in bar graphs. Inferential statistics such as correlation coefficient and multiple linear regression were calculated as measures of linear relationships between variables. Chi square which is a measure of independence of variables was also computed to establish the relationship between variances in samples. Cramer’s V was also calculated to establish the strength of the relationships found through chi square tests. To analyze qualitative data, a more interpretive content analysis will be employed which will involve coding and classifying data with the aim of highlighting important responses. The codes were then transformed into numeric values to be analyzed numerically. The study found out that most of the staff in the PPP do not have formal training in project management and M&E. Since they had stayed for long in their positions at work, they tended to be competent. Most of them could even design complex M&E matrix and apply it. Most of the projects have functional M&E systems but the largest proportion is not well equipped to function appropriately. Many PPPs do not always disseminate the M&E reports thus making the staff unaware of what may require more attention and changes to facilitate performance. Most of the reports are also never deliberated upon. This shows that most of the decisions made are not based on what has been found to be working in the management of the PPPs. This has negatively influenced performance. Though Logframe matrix is an important planning tool, it is not in use to plan and to monitor and evaluate the PPPs in Nairobi County. It is thus recommended that staff should be trained and deployed to work in areas of their expertise. They should also be subjected to regular refresher courses for important technological updates. All project M&E reports should be made known to all staff since when disseminated and deliberated on, these reports become useful learning and working tools.