Engaging Operational Partners Is Critical for Successful Implementation of Research Products: a Coincidence Analysis of Access-Related Projects in the Veterans Affairs Healthcare System
Authors: Dodge Jessica R. , Youles Bradley , Caldararo Jennifer , Sears Erika D. , Caverly Tanner J. , Michael Ho P. , Shimada Stephanie L. , Kaboli Peter , Albright Karen , Robinson Stephanie A. , McNeal Demetria M. , Damschroder Laura , Saini Sameer D. , Adams Megan A. 
Published: June 2023

Background/Objective

The Veterans Health Administration (VHA) has prioritized timely access to care and has invested substantially in research aimed at optimizing veteran access. However, implementing research into practice remains challenging. Here, we assessed the implementation status of recent VHA access-related research projects and explored factors associated with successful implementation.

Design

We conducted a portfolio review of recent VHA-funded or supported projects (1/2015–7/2020) focused on healthcare access (“Access Portfolio”). We then identified projects with implementable research deliverables by excluding those that (1) were non-research/operational projects; (2) were only recently completed (i.e., completed on or after 1/1/2020, meaning that they were unlikely to have had time to be implemented); and (3) did not propose an implementable deliverable. An electronic survey assessed each project’s implementation status and elicited barriers/facilitators to implementing deliverables. Results were analyzed using novel Coincidence Analysis (CNA) methods.

Participants/Key Results

Among 286 Access Portfolio projects, 36 projects led by 32 investigators across 20 VHA facilities were included. Twenty-nine respondents completed the survey for 32 projects (response rate = 88.9%). Twenty-eight percent of projects reported fully implementing project deliverables, 34% reported partially implementing deliverables, and 37% reported not implementing any deliverables (i.e., resulting tool/intervention not implemented into practice). Of 14 possible barriers/facilitators assessed in the survey, two were identified through CNA as “difference-makers” to partial or full implementation of project deliverables: (1) engagement with national VHA operational leadership; (2) support and commitment from local site operational leadership.

Conclusions

These findings empirically highlight the importance of operational leadership engagement for successful implementation of research deliverables. Efforts to strengthen communication and engagement between the research community and VHA local/national operational leaders should be expanded to ensure VHA’s investment in research leads to meaningful improvements in veterans’ care.

Lay Summary

The Veterans Health Administration (VHA) has prioritized timely access to care and has invested substantially in research aimed at optimizing veteran access. However, implementing research findings into clinical practice remains challenging, both within and outside VHA. Here, we assessed the implementation status of recent VHA access-related research projects and explored factors associated with successful implementation. Only two factors were identified as “difference-makers” to adoption of project findings into practice: (1) engagement with national VHA leadership or (2) support and commitment from local site leadership. These findings highlight the importance of leadership engagement for successful implementation of research findings. Efforts to strengthen communication and engagement between the research community and VHA local/national leaders should be expanded to ensure VHA’s investment in research leads to meaningful improvements in veterans’ care.