A strategic framework managing challenges of integrating lean construction and integrated project delivery on construction megaprojects, towards global integrated delivery transformative initiatives in multinational organisations
Authors: Evans Martin , Farrell Peter 
Published: April 2022

Purpose

Built environment encounters substantial risks and challenges in its evolution towards sustainable development. International businesses and multinational engineering organisations face global connectivity challenges between business units, especially during the outbreak of the novel coronavirus pandemic (COVID-19), which has profoundly disrupted the construction industry throughout the world. That raises the need to manage global connectivity as a main strategic goal of multinational architecture, engineering and construction (AEC) organisations. This study aims to develop a strategic framework managing challenges of integrating lean construction (LC) and integrated project delivery (IPD) on construction megaprojects (CMPs) towards global integrated delivery (GID) transformative initiatives in multinational AEC organisations.

Design/methodology/approach

“Mixed research methods” involving a two-stage quantitative and qualitative research approach is adopted. The qualitative research methodology consists of a literature review to assess challenges to integrate LeanIPD&GID on CMPs. There is an assessment of conceptualisation of LeanIPD&GID and GID strategy placements, development of LeanIPD&GID integration framework and future of work (FOW) global initiatives with multiple validations. The analysis involved semi-structured interviews and focus group techniques. Stage 2 consisted of an empirical questionnaire survey that shaped the foundation of analysis and findings of 190 respondents from 23 countries with an extensive cosmopolitan experience of megaprojects in construction. The survey examined a set of 20 challenges to integrate LeanIPD&GID on CMPs resulting from a detailed analysis of extant literature after validation. Descriptive and inferential statistical tests were exploited for data analysis and percentage score analysis.

Findings

The research conceptualised LeanIPD&GID principles, proposed GID strategy placements, a framework for managing challenges of LeanIPD&GID transformative initiatives, FOW global initiatives and key performance indicators (KPIs). It concluded that the most significant challenges to integrate of LeanIPD&GID on CMPs are “lack of governmental incentives, policies, regulations or legal frameworks”, “lack of client’s awareness and IPD experience amongst key stakeholders”, “lack of organisation’s senior-management and client’s commitment to IPD approaches”, “resistance of industry to change from traditional procurement to IPD” and “lack of integrated synergies between LC, IPD working towards LeanIPD&GID”. Awareness of building information modelling (BIM) in the Middle East and North Africa (MENA) region is higher than LC, and LC awareness is higher than IPD knowledge. While BIM adoption in the MENA region is higher than LC, LC is still taking its first steps, and IPD has little implementation. LeanBIM is slightly integrated, while LeanIPD integration is almost not present.

Originality/value

The research findings, conclusions and recommendations provide a proposed framework for implementation, KPIs and GID strategy placements for LeanIPD&GID transformative initiatives to integrate LeanIPD&GID on CMPs and FOW global initiatives. This will allow project key stakeholders to place emphasis on managing LeanIPD&GID challenges identified in this research and commence GID strategies. The study has provided effective practical strategies for enhancing integration of LeanIPD&GID transformative initiatives on CMPs.