Construction projects delay mitigation using integrated balanced scorecard and quality function deployment
Authors: Gunduz Murat , Al-Naimi Nasser H. 
Published: May 2021

Purpose

Delays occur mostly in the construction process of many projects, which can have a consequent effect on the overall performance of the project in areas such as profitability, efficiency and safety. This study aims to suggest a structure that can be applied to manage construction projects effectively and, thus, to reduce delays. The integrated balanced scorecard (BSC) and quality function deployment (QFD) framework proposed in the present study enabled the identification and ranking of the objectives of the financial perspective and the enablers of construction delay mitigation. This will help construction industry professionals prioritize the enabling factors that influence the financial perspective, thereby helping them focus on the achievement of the most important ones which subsequently results in efficiency. Consequently, more tasks are accomplished with the use of less time and resources as the actions tend to be more narrowly focused on the achievement of the most important factors such as client and contractor-related factors, as opposed to the low-value adding factors.

Design/methodology/approach

A literature review was conducted to determine the essential factors that would help resolve or reduce delays. A total of 41 mitigation factors (seven financial objectives and 36 enabler objectives) were identified and categorized into four BSC perspectives: financial, client, contractor and project management team, and innovation and learning. Two management tools, the BSC and QFD, were used to develop the system based on the mitigation factors defined.

Findings

The results of this study show that the most significant factors affecting the achievement of the financial objectives of the project are mainly customer-related factors, accompanied by factors related to contractors and project management teams. With the fishbone diagram and cause and effect analysis, the proposed BSC and QFD system provides a long-term approach for all stakeholders to help professionals in the construction industry prioritize and reduce delays more effectively. Moreover, the findings of the present study highlight the utility of the integrated BSC and QFD framework in quantifying the strengths of association of different objectives of the financial perspective and the enablers of construction delay mitigation.

Originality/value

The contribution of this paper to the body of knowledge is the proposed integrated structure for BSC and QFD that can serve as a comprehensive and structural approach to rating the essential enabling delay mitigation factors based on the magnitude of their effects on the financial performance of the project. The proposed framework can be considered a novel tool since this is the first integrated BSC and QFD framework for construction delay mitigation. Finally, the proposed BSC and QFD framework, along with the fishbone diagram and cause and effect analysis, provides a long-term strategy for all stakeholders to mitigate delays. Thus, the proposed integrated BSC and QFD framework can serve as a systematic and structural approach for measuring the strength of influence of the enablers of delay mitigation against the financial perspective.