A Review - Factors Affecting on Time, Cost and Quality of Construction
Authors: Pavate Vinayak , Thorushe Sayali , Dharmadhikari Siddhi , Dalavi Gayatri , Sawant Snehal , Powar Vaishnavi 
Published: February 2024

Abstract: The primary goal of this study is to assess and explore time, cost, and quality management within the construction industry. The purpose of the study is to identify factors that impact time, cost, and quality management in construction projects. Quality stands out as a crucial aspect of all projects, and the success of construction projects hinges significantly on the performance of quality. However, accomplishing this objective is undeniably a challenging task. This study specifically investigates the factors that influence the control of cost and time in construction projects. The aim is to propose recommendations that can assist stakeholders in achieving enhanced cost and time performance in construction projects. The study acknowledges the intricate nature of balancing these key elements and strives to contribute valuable insights for improving overall project outcomes in the construction industry. This study is limited to the perspective of an appropriate sample of professionals in the construction industry. The data collection method involves the use of questionnaires and interviews, which will be subject to descriptive statistical analysis utilizing percentages, mean scores, and frequency of collected data. The primary factors influencing time, cost, and quality in a construction project were identified as planned and scheduled deficiencies, fraudulent methods, kickbacks, and the absence of clear evaluation standards. The research aims to scrutinize the factors that have both positive and adverse effects on construction projects. The study recommends that the construction team work diligently to ensure effective management of time, cost, and quality in construction projects. The objective of this study is to analyze how those involved in project teams perceive time, cost, and quality management on construction projects. Conclusions are drawn, and recommendations are made regarding time, cost, and quality management estimates for construction projects. In the construction industry, the concept of risk management is a less popular technique. There are three main stages in the systematic approach to risk management in the construction industry. A questionnaire, developed based on identified factors, was used to gather the opinions of construction experts. Quality is a critical aspect of any project, especially in construction. The success of construction projects is largely determined by the quality of work. Unfortunately, the construction industry is facing quality issues that result in ineffective and inefficient projects, leading to cost overruns, delays, and excessive rework. To address this issue, a research study was conducted to examine the factors that have positive and negative impacts on construction projects. A questionnaire was developed to gather feedback from construction experts, and statistical analysis tools such as chisquare and weighted mean method (WMM) were used to rank the significance of these factors. The definition of quality can vary depending on the perspective of those defining it. Some see it as meeting specific requirements, while others view it as delivering value for the price paid. For construction companies, quality is about satisfying customers and fulfilling their needs while staying within budget. Quality is an important factor in construction projects, as it can lead to cost overruns and delays. Quality control (QC) and quality assurance systems are established to meet specific requirements. In the construction industry, QC can be seen as achieving client satisfaction, managing costs, and allowing enough time to achieve the desired level of quality. An international standard organization (ISO) has developed a quality assurance system to improve quality and address quality-related issues. The ISO 9001 series has been created to apply to all types of organizations.