Are the public tertiary education building projects devoid of risks in the Nigerian construction context?
Authors: Adedokun Olufisayo , Aje Isaac , Awodele Oluwaseyi , Egbelakin Temitope 
Published: August 2021

Purpose

The non-performance of construction projects in meeting the set objectives has continued to draw researchers worldwide. Despite this, little attention is accorded to public tertiary education building projects in Nigeria. Therefore, on this background, this study aims to assess the perceptions of stakeholders on the level of occurrence of risk factors in the public tertiary education building projects (TEBP) to enhance the performance of these projects.

Design/methodology/approach

The study adopted a quantitative method of data collection via a questionnaire survey. In total, 452 questionnaires were administered to the respondents comprising client representatives, consultants (quantity surveyors, architects, services and structural engineers and builders) and the contractor. The respondents were involved in the conception and execution of TEBP across five public tertiary education institutions in Ondo State, Nigeria. Of 452 questionnaires, 279 were retrieved and found suitable for analysis, indicating a 61.73% response rate. The reliability analysis for the research instrument was 0.965 via the Cronbach α test, indicating the high reliability of the instrument used for the data collection. Moreover, the clusters of risk factors also had reliability values that ranged between 0.719 and 0.875.

Findings

The study found inflation, delayed payments in contracts, high competition bids, delay in work progress and occurrence of variations are the most frequently occurring risk factors in public TEBP. By contrast, difficulty to access the site, environmental factors and pollution were found to be low-weighted risks with the least likelihood of occurrence. The results of this study indicated the existence of significant differences in some of the risk factors in terms of the level of risk occurrence in TEBP. The risk factors were eventually clustered into eight major groups for TEBP. The post hoc comparisons using the least significant difference test also indicated differences between the contractors and consultants in the ranking of risks occurrence in TEBP, but no significant differences between clients/contractors and clients/consultants.

Research limitations/implications

The findings in this study are limited to the public TEBP procured via competitive tendering; therefore, the results might not be applicable when other procurement methods are being considered. Besides, the study classified the project participants based on organizations and not on the different ownership status of the projects, such as federal or state government-owned TEBP. However, the literature shows that likelihood of risk occurrence could vary due to the degree of project ownership.

Practical implications

The information provided with respect to the most frequently occurring risk factors would enhance the performance of public TEBP.

Originality/value

This study contributes to the existing body of knowledge on the subject within a previously unexplored context where insights were provided on the most frequently occurring risk factors on the public TEBP.