A theoretical BIM-based framework for quantity take-off to facilitate progress payments: the case of high-rise building projects in Vietnam
Authors: Nguyen The-Quan , Lou Eric C.W. , Nguyen Bao Ngoc 
Published: January 2022

Purpose

This paper aims to provide an integrated BIM-based approach for quantity take-off for progress payments in the context of high-rise buildings in Vietnam. It tries to find answers for the following questions: (1) When to start the QTO processes to facilitate the contract progress payments? (2) What information is required to measure the quantity of works to estimate contract progress payment (3) What are the challenges to manage (i.e. create, store, update and exploit)? What are the required information for this BIM use? and (4) How to process the information to deliver BIM-based QTO to facilitate contract progress payment?

Design/methodology/approach

The paper applied a deductive approach and expert consensus through a Delphi procedure to adapt to current innovation around BIM-based QTO. Starting with a literature review, it then discusses current practices in BIM-based QTO in general and high-rise building projects in particular. Challenges were compiled from the previous studies for references for BIM-based QTO to facilitate contract progress payment for high-rise building projects in Vietnam. A framework was developed considering a standard information management process throughout the construction lifecycle, when the BIM use of this study is delivered. The framework was validated with Delphi technique.

Findings

Four major challenges for BIM-based QTO discovered: new types of information required for the BIM model, changes and updates as projects progress, low interoperability between BIM model and estimation software, potentiality of low productivity and accuracy in data entry. Required information for QTO to facilitate progress payments in high-rise building projects include Object Geometric/Appearance Information, Structural Components' Definition and Contextual Information. Trade-offs between “Speed – Level of Detail–Applicable Breadth” and “Quality – Productivity” are proposed to consider the information amount to input at a time when creating/updating BIM objects. Interoperability check needed for creating, authoring/updating processing the BIM model's objects.

Research limitations/implications

This paper is not flawless. The first limitation lies in that the theoretical framework was established only based on desk research and small number of expert judgment. Further primary data collection would be needed to determine exactly how the framework underlies widespread practices. Secondly, this study only discussed the quantity take-off specifically for contract progress payment, but not for other purposes or broader BIM uses. Further research in this field would be of great help in developing a standard protocol for automatic quantity surveying system in Vietnam.

Originality/value

A new theoretical framework for BIM-based QTO validated with Delphi technique to facilitate progress payments for high-rise building projects, considering all information management stages and the phases of information development in the project lifecycle. The framework identified four types of information required for this QTO, detailed considerations for strategies (Library Objects Development, BIM Objects Information Declaration, BIM-based QTO) for better managing the information for this BIM use. Two trade-offs of “Speed – LOD–Applicable Breadth” and “Quality – Productivity” have been proposed for facilitating the strategies and also for enhancing the total efficiency and effectiveness of the QTO process.