Strategy management of construction workspaces by conflict resolution algorithm and visualization model
Authors: Rohani Mohammad , Shafabakhsh Gholamali , Haddad Abdolhosein , Asnaashari Ehsan 
Published: July 2018

Purpose

The spatial conflicts and congestion of construction resources are challenges that lead to the reduction in efficiency. The purpose of this paper is to enable users to detect and resolve workspace conflicts by implementing four resolution strategies in a five-dimensional (5D) CAD model. In addition to resolving conflicts, the model should be able to optimize time and cost of the projects. In other words, three variables of spatial conflicts, time and cost of project are considered simultaneously in the proposed model to find the optimum solution.

Design/methodology/approach

In the first step, a 5D simulation model is developed that includes time, cost and geometrical information of a project. Then, time-cost trade-off analysis was carried out to distinguish optimum schedule. The schedule was imported to the 5D CAD model to detect spatial conflicts. Finally, a novel algorithm was implemented to solve identified conflicts while imposing minimum project’s time and cost. Several iterations are performed to resolve all clashes using conflict resolution algorithm and visual simulation model.

Findings

The proposed methodology in this research was applied to a real case. Results showed that in comparison to the normal and initial schedule with 19 conflicts, the finalized schedule has no conflict, while time and cost of the project are both reduced.

Research limitations/implications

Implementing the proposed methodology in construction projects requires proper technical basis in this field. In this regard, the executive user should have a proper understanding of the principles, concepts and tools of building information modeling and have project management knowledge. Also, the implementation conditions of the basic model requires the determination of the construction methods, estimated volumes of working items, scheduling and technical specification. The designed methodology also has two limitations regarding to its implementation. The first is the fact that strategies should be applied manually to the schedule. The other one pertains to the number of strategies used in the research. Four strategies have been used in the conflict resolution algorithm directly and the two others (spatial divisibility and activities breakdown strategies) have been used as default strategies in the visual simulation model. Since the unused strategies including the changing of construction method and the activity resources are subjective and depend upon the planner and project manager’s personal opinion, the authors have avoided using them in this research.

Practical implications

The method proposed in this research contributes the coordination of the working teams at the planning and execution phases of the project. In fact, the best location and work direction for each working team is presented as a schedule, so that the space conflict may not come about and the cost can be minimized. This visual simulation not only deepens the planners’ views about the executive barriers and the spatial conditions of the worksite, it also makes the construction engineers familiar on a daily basis with their executive scope. Therefore, it considerably improves the interactions and communication of the planning and construction teams. Another advantage and application of this methodology is the use of initial and available projects’ documents including the schedule and two-dimensional drawings. The integration of these basic documents in this methodology helps identify the spatial conflicts efficiently. To achieve this, the use of the existing and widely-used construction tools has facilitated the implementation of the methodology. Using this system, planners have applied the strategies in an order of priority and can observe the results of each strategy visually and numerically in terms of time, cost and conflicts. This methodology by providing the effective resolution strategies guides the practitioner to remove conflicts while optimum time and cost are imposed to project.

Originality/value

Contrary to the previous models that ignore cost, the proposed model is a 5D visual simulation model, which considers the variable of cost as a main factor for conflict identification and resolution. Moreover, a forward-pass approach is introduced to implement resolution strategies that are novel compared to other investigations.