Compensation mechanisms for minimizing private party risks in concession-based public-private partnership contracts
Authors: Opawole Akintayo , Jagboro Godwin Onajite 
Published: February 2018

Purpose

The purpose of this paper is to develop compensation mechanisms against risks factors that impact private party’s costs in concession-based projects as a basis for minimizing failure rate of concession contracts.

Design/methodology/approach

The study extended earlier work on the factors that impact private party’s costs in concession-based projects by developing compensation mechanisms against the risks factors. It commenced with semi-structured face-to-face interviews which were launched with different stakeholders organizations that had been involved in PPP contracts in the Southwestern Nigeria. Responses from the interview were analyzed using interpretative phenomenal analysis via ATLAS.ti6/7. The mechanisms identified from literature review were assessed through structured questionnaire which were administered on professionals selected from governmental-based organizations (ministries, agencies, corporations/parastatals, etc.), private developers/concessionaires, law firms, banks among others, using the respondent-driven sampling technique. The robustness of the quantitative data was achieved by including the initial respondents to the interview in the questionnaire survey. The quantitative data were analyzed using percentile for better understanding of the flexibility between “most” and “more” preferred mechanisms. The criterion for the selection of appropriate mechanism(s) for the factors was based on minimum average of 20.0 percent (the ratio of maximum percentage (100 percent) of the respondents to total number of variables) suggesting the five identified mechanisms. The results in both cases of qualitative and quantitative assessments were compared. Based on the convergences of the findings, preferred compensation mechanisms were developed against concession contract risk factors.

Findings

Options of mechanisms were developed against specific investment risks that are consequent to the defaults of the public party in PPP contracts. The findings indicate that the mechanisms in extant literature with respect to administration of traditional models are relevant for PPPs. The study, however, identified new concepts, including “compensative” “zero compensation,” “equitable sharing” and “adjustment of concession period,” which are suitable in specific cases of PPP contracts.

Practical implications

The study contributes to the body of knowledge on mechanisms for improving PPP project performance. Moreover, insights were provided on mechanisms that satisfy private investor in case of specific risk factors investigated. The findings are therefore expected to guide private party in the preparation of concession contract package that minimizes investments risks and thereby attracting more private investors both from local and international environments. The findings of the study would also contribute to the body of information for documenting standard conditions of concession contract in Nigeria.

Originality/value

Studies on critical performance factors on PPP were extended by developing compensation mechanisms against the investment risks that impact private party’s cost.