num_pages: 573
description: Critical Path Method (CPM) and Performance Evaluation and ReviewTechnique (PERT) are widely recognized as the most effectivemethods of keeping large, complex construction projects onschedule, under budget, and up to professional standards. But thesemethods remain underused because they are poorly understood and,due to a host of unfamiliar terms and applications, may seem morecomplicated than they really are.This encyclopedia brings together, in one comprehensive volume, allterms, definitions, and applications related to the time and costmanagement of construction projects. While many of these termsrefer to ancient and venerable building practices, others haveevolved quite recently and refer specifically to modernconstruction and management techniques. Sources include hundreds ofprofessional books, trade journals, and research publications, aswell as planning and scheduling software vendor literature.The detailed glossary of all applicable terms includes across-referenced listing of examples that describe real-worldapplications for each term supplied. An extensive bibliographycovers all applicable books, articles, and periodicals available onproject planning, scheduling, and control using CPM and relatedsubjects.This book is an important quick reference and desktop informationresource for construction planners, schedulers, and controllers, aswell as civil engineers and project managers. It is also theultimate research tool for educators, students, or anyone who seeksto improve their understanding of the management of modernconstruction projects.
language: English
title: Project Planning, Scheduling, and Control in Construction: An Encyclopedia of Terms and Applications
titlecomplete: Project Planning, Scheduling, and Control in Construction: An Encyclopedia of Terms and Applications
ratings_count: 4
publisher: Wiley-Interscience