Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-06-03T00:00:00+02:00 to 2009-06-04T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-06-04T00:00:00+02:00
dTimDiaHoleStart: 2009-06-03T17:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 3 1/2" x 5" x 5 1/2" cement string from 1291 m to TD at 5331 m MD. Circulate prior to cementing. Set cement plug #1 and cement plug #2.
hpht: 0
md: 5331
mdCsgLast: 3441
mdDiaHoleStart: 5331
mdPlanned: -999.99
mdStrengthForm: 3439
presTestType: formation integrity test
reportNo: 59
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: POOH with 8 1/2" drilling BHA from 3223 m MD to surface. Broke and laid down 8 1/2" drilling BHA. Recessed operation due to exhaust fumes on drillfloor. RIH with 3 1/2" x 5" x 5 1/2" cement stinger to 1291 m MD.
tightWell: 0
tvd: 3017
tvdCsgLast: 2654
tvdStrengthForm: 2654
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-06-03T05:00:00+02:00
density: 1.32
locationSample: Flowline
md: 5331
mudClass: oil based
presBopRating: 690
pv: 337
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: -135
dTim: 2009-06-03T21:00:00+02:00
density: 1.32
locationSample: Active pit
md: 5331
mudClass: oil based
presBopRating: 690
pv: 37
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 15
Pore pressure:
Survey stations:
Activities:
comments: Backreamed from 4084 m to 3650 m MD while logging interval. Parameters : Flow 2300 lpm / 207=>192 bar / Rotation 60 RPM / Torque 12=>11 kNm / ECD 1,43=>1.41 sg / Pulling speed 4,5 m/min.
dTimEnd: 2009-06-03T04:00:00+02:00
dTimStart: 2009-06-03T00:00:00+02:00
md: 3665
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" drilling BHA on 5 1/2" DP from 3665 m to 3422 m MD inside 9 5/8" liner shoe. Pulled wet pipe.
dTimEnd: 2009-06-03T04:45:00+02:00
dTimStart: 2009-06-03T04:00:00+02:00
md: 3422
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Flowchecked - well static. Pumped 5 m3 1,65 sg slug and allowed mud level to settle.
dTimEnd: 2009-06-03T05:30:00+02:00
dTimStart: 2009-06-03T04:45:00+02:00
md: 3422
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" drilling BHA on 5 1/2" DP from 3422 m to 3223 m MD.
dTimEnd: 2009-06-03T06:00:00+02:00
dTimStart: 2009-06-03T05:30:00+02:00
md: 3223
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" drilling BHA on 5" DP from 3223 m to 2175 m MD. Tripping speed 465 m/hr.
dTimEnd: 2009-06-03T08:15:00+02:00
dTimStart: 2009-06-03T06:00:00+02:00
md: 2175
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Changed from 5 1/2" to 5" handling equipment. Pumped 5 m3 1,65 sg slug and allowed mud level to settle.
dTimEnd: 2009-06-03T08:45:00+02:00
dTimStart: 2009-06-03T08:15:00+02:00
md: 2175
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" drilling BHA on 5 1/2" DP from 2175 m to 1360 m MD. Tripping speed 362 m/hr. Problems with aft PRS claw.
dTimEnd: 2009-06-03T11:00:00+02:00
dTimStart: 2009-06-03T08:45:00+02:00
md: 1360
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Troubleshot aft PRS claw.
dTimEnd: 2009-06-03T11:15:00+02:00
dTimStart: 2009-06-03T11:00:00+02:00
md: 1360
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH with 8 1/2" drilling BHA on 5 1/2" DP from 1360 m to 139 m MD. Tripping speed 542 m/hr.
dTimEnd: 2009-06-03T13:15:00+02:00
dTimStart: 2009-06-03T11:15:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Flow checked well prior to pulling BHA - well static. Meanwhile held toolbox talk for handling BHA.
dTimEnd: 2009-06-03T13:30:00+02:00
dTimStart: 2009-06-03T13:15:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" drilling BHA. Racked back stand of 5 1/2" HWDP. Removed automatic slip. Installed master bushing.
dTimEnd: 2009-06-03T14:00:00+02:00
dTimStart: 2009-06-03T13:30:00+02:00
md: 114
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Broke and laid down jar and accelerator. Racked back stand of 5 1/2" HWDP. Broke and laid down Stethoscope, Sonicvision, Telescope, Echoscope and 8 1/2" PD exceed. 

Recessed operation due to exhaust fumes on drillfloor (F-99).
dTimEnd: 2009-06-03T17:00:00+02:00
dTimStart: 2009-06-03T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Resumed operation on F-10 at 19:30.

Serviced and greased TDS. De-isolated equipment. Dressed IR with 3 1/2" dies. Installed 3 1/2" inserts in BX elevator.
dTimEnd: 2009-06-03T20:45:00+02:00
dTimStart: 2009-06-03T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Held toolbox talk for running 3 1/2" DP.
dTimEnd: 2009-06-03T21:00:00+02:00
dTimStart: 2009-06-03T20:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: RIH with 3 1/2" DP open ended from surface to 326 m MD. Picked up singles from deck. Drifted DP to 2 1/4". Observed leakage on PS-21 slips.
dTimEnd: 2009-06-04T00:00:00+02:00
dTimStart: 2009-06-03T21:00:00+02:00
md: 326
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
Lithology and shows: