Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-23T00:00:00+01:00 to 2008-01-24T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-24T00:00:00+01:00
dTimDiaHoleStart: 2008-01-16T05:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with MAXR setting tool on 5 1/2" DP from 1802 to OOH.  Pull bowl protector and wash surface wellhead and BOP. Prepare for running completion string. MU and RIH with completion assemblies.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 121
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Repaired PRS racking arm. Ran perforation guns from 1311 m to 3303 m MD. Correlated guns with PBR no-go. Sat MAXR gun hanger. POOH with MAXR setting tool on 5 1/2" DP from 3305 to 1802 m MD. 
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-23T20:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: 3520
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
dTim: 2008-01-23T00:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-24T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: RIH with 4 1/2" TCP guns on 5 1/2" DP to 1311 m MD.
dTimEnd: 2008-01-23T05:15:00+01:00
dTimStart: 2008-01-23T00:00:00+01:00
md: 1311
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Had VFD-fault (electrical problem) on AFT PRS racking arm.
dTimEnd: 2008-01-23T06:00:00+01:00
dTimStart: 2008-01-23T05:15:00+01:00
md: 1311
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: The upper racking arm on the AFT PRS could not move because brakes were locked.

Meanwhile installed TIW on string and function tested BOP at low pressure.
dTimEnd: 2008-01-23T11:00:00+01:00
dTimStart: 2008-01-23T06:00:00+01:00
md: 1311
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Removed TIW and installed XO to 5 1/2" DP. Changed handling equipment to 5 1/2". 

RIH with 4 1/2" TCP guns on 5 1/2" DP from 1311 m to 3310 m MD. Up weight 212 MT / down weight 129 MT.
dTimEnd: 2008-01-23T22:30:00+01:00
dTimStart: 2008-01-23T11:00:00+01:00
md: 3310
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tagged TOL at 3315.7 m MD and landed no-go locator on top of PBR. Sat down 5 MT. Pulled to up-weight and marked the string ( 1.9 m stretch in string). Reciprocated string 10 times to orientate the guns. 

Tagged TOL again at 3315.6 m and landed no-go locator on top PBR. Sat down 5 MT. Pulled to up-weight and verified mark on string. 

PO 9 m with 4 1/2" TCP guns to locate top shot at 3130 m MD. Slacked off weight by releasing 0.5 m stretch in string.

Held tool box meeting before pressuring up the well when reciprocating string.
dTimEnd: 2008-01-24T00:00:00+01:00
dTimStart: 2008-01-23T22:30:00+01:00
md: 3315.7
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: