Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-06-13T00:00:00+02:00 to 2009-06-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-06-14T00:00:00+02:00
dTimDiaHoleStart: 2009-06-03T17:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Nipple down and skid BOP to test stump. Pull and L/D HPDR riser on deck.
hpht: 0
md: 5331
mdCsgLast: 3441
mdDiaHoleStart: 5331
mdPlanned: -999.99
mdStrengthForm: 3439
presTestType: formation integrity test
reportNo: 69
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Waited on cement. Tested cement plug to 98 bar, 30 min. Displaced surface lines and riser well head to treated sea water. Pulled seat protector. Nippled down diverter element and bell nipple. nippled down tention cylinders on BOP.
tightWell: 0
tvdCsgLast: 2654
tvdStrengthForm: 2654
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-06-13T22:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 1205
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
dTim: 2009-06-13T10:00:00+02:00
density: 1.5
locationSample: Reserve pit
md: 1205
mudClass: oil based
presBopRating: 690
pv: 41
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 15
Pore pressure:
Survey stations:
Activities:
comments: Continued POOH and L/D 5 1/2" DP from 528m to 356m MD.
dTimEnd: 2009-06-13T00:45:00+02:00
dTimStart: 2009-06-13T00:00:00+02:00
md: 356
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Held tool Box Talk. Changed from 5 1/2" to 3 1/2" handling equipment. Broke and L/D X/O's.
dTimEnd: 2009-06-13T01:30:00+02:00
dTimStart: 2009-06-13T00:45:00+02:00
md: 356
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with 3 1/2" cement string from 356m to surface. Racked same in derrick.
dTimEnd: 2009-06-13T03:00:00+02:00
dTimStart: 2009-06-13T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rigfloor, held tool Box Talk prior to change handling equipment and RIH with jetting tool.
dTimEnd: 2009-06-13T03:15:00+02:00
dTimStart: 2009-06-13T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed from 3 1/2" to 5 1/2" handling equipment.
dTimEnd: 2009-06-13T03:30:00+02:00
dTimStart: 2009-06-13T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with Bull nose and Jetting tool from surface to 1100m MD.
dTimEnd: 2009-06-13T05:30:00+02:00
dTimStart: 2009-06-13T03:30:00+02:00
md: 1100
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Waited on cement to set up. Meanwhile performed rig maintenance.
dTimEnd: 2009-06-13T06:00:00+02:00
dTimStart: 2009-06-13T05:30:00+02:00
md: 1100
phase: fixed
proprietaryCode: plug abandon -- wait
state: ok
stateDetailActivity: success
comments: Waited on cement. Meanwhile serviced AFT PRS, checked breakes and oil level.
dTimEnd: 2009-06-13T12:45:00+02:00
dTimStart: 2009-06-13T06:00:00+02:00
md: 1100
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Broke circulation, 400 l/min, 12 bar.
dTimEnd: 2009-06-13T13:00:00+02:00
dTimStart: 2009-06-13T12:45:00+02:00
md: 1100
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lined up and performed line test, 98 bar, 10 min. Verified line up by applying 10 bar on line, and opened HCR and IBOP.
dTimEnd: 2009-06-13T13:30:00+02:00
dTimStart: 2009-06-13T13:00:00+02:00
md: 1100
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pressure tested cement plug to 98 bar, 30 min. Pumped 1,21m3.  Meanwhile held Tool Box Talk prior to displace well to sea water.
dTimEnd: 2009-06-13T14:15:00+02:00
dTimStart: 2009-06-13T13:30:00+02:00
md: 1100
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Bled off pressure. Got 1,15m3 in returns.
dTimEnd: 2009-06-13T14:30:00+02:00
dTimStart: 2009-06-13T14:15:00+02:00
md: 1100
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Lined up and displaced surface lines to base oil. C & K manifolds, bleed off, poor boy de-gasser and trip tank.
dTimEnd: 2009-06-13T15:30:00+02:00
dTimStart: 2009-06-13T14:30:00+02:00
md: 1100
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Displaced well to treated sea water as per pumping plan. 2500 l/min,  83 bar.
dTimEnd: 2009-06-13T18:00:00+02:00
dTimStart: 2009-06-13T15:30:00+02:00
md: 1100
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with riser jetting tool from 110m to 148m
dTimEnd: 2009-06-13T20:15:00+02:00
dTimStart: 2009-06-13T18:00:00+02:00
md: 148
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Flushed C & K manifoild with treated sea water. 650 l/min, 3 bar.
dTimEnd: 2009-06-13T21:00:00+02:00
dTimStart: 2009-06-13T20:15:00+02:00
md: 148
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pumped 15m3 Hi-Vis pill to displace riser. 3080 l/min, 43 bar.
dTimEnd: 2009-06-13T21:15:00+02:00
dTimStart: 2009-06-13T21:00:00+02:00
md: 148
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Displaced Hi-Vis pill with sea water, and pumped til clean returns. 3475 l/min, 64 bar. Pulled 1 stand every 15 min, rotated 5-10 rpm.
dTimEnd: 2009-06-13T22:45:00+02:00
dTimStart: 2009-06-13T21:15:00+02:00
md: 148
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH from BOP  to surface. Held Tool Box Talk.  L/D 16" jetting tool on deck.
dTimEnd: 2009-06-13T23:15:00+02:00
dTimStart: 2009-06-13T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Tool Box Talk. P/U and installed Seat protector RT.
dTimEnd: 2009-06-13T23:45:00+02:00
dTimStart: 2009-06-13T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with seat protector RT from surface to 120m.
dTimEnd: 2009-06-14T00:00:00+02:00
dTimStart: 2009-06-13T23:45:00+02:00
md: 120
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
Lithology and shows: