Daily Drilling Report
Well: NO 15/9-F-9
Report period: 2007-12-15T00:00:00+01:00 to 2007-12-16T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-09T00:00:00+01:00
dateDrillComplete: 2008-08-31
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-12-16T00:00:00+01:00
dTimDiaHoleStart: 2007-12-12T21:00:00+01:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Change to 5 1/2" handling equipment.  MU X-over and 18 3/4" wellhead housing assembly. RIH and land 20 x 13 3/8" csg. Circulate, pump and displace cement.
hpht: 0
md: 919
mdCsgLast: 909.8
mdDiaHoleStart: 226
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 8
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Changed to Odfjell casing tong. MU and ran 20 x 13 3/8" csg to 754 m MD.
tightWell: 0
tvd: 913
tvdCsgLast: 905.1
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-12-15T21:01:00+01:00
density: 1.05
locationSample: Reserve pit
md: 917
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 134
yp: -999.99
dTim: 2007-12-15T21:00:00+01:00
density: 1.4
locationSample: Reserve pit
md: 917
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 128
yp: -999.99
Pore pressure:
dTim: 2007-12-16T00:00:00+01:00
equivalentMudWeight: 1.03
md: 918
readingKind: estimated
Survey stations:
Activities:
comments: Continued MU and RB cmt stand.
dTimEnd: 2007-12-15T00:15:00+01:00
dTimStart: 2007-12-15T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box meeting prior to RU csg equipment. RU casing running equipment, 20 ft bails, elevators, csg tong, slips and FAC tool. Tested csg tong and checked torque/turn.
dTimEnd: 2007-12-15T06:00:00+01:00
dTimStart: 2007-12-15T00:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Troubleshot torque/turn fault on Mærsk casing tong. No sucess. RD Mærsk csg tong and RU Odfjell csg tong.
dTimEnd: 2007-12-15T12:30:00+01:00
dTimStart: 2007-12-15T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: PU and MU shoe joint, intermediate joint and float collar joint. Thread locked connections. Checked floats in shoe and float collar for flow through with SW.
dTimEnd: 2007-12-15T14:00:00+01:00
dTimStart: 2007-12-15T12:30:00+01:00
md: 36
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8" csg from 36 m to 106 m MD. Filled every joint with SW. Average running speed 4 jnts/hr. 

dTimEnd: 2007-12-15T15:45:00+01:00
dTimStart: 2007-12-15T14:00:00+01:00
md: 106
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Sorted out PRS alignement problem.
dTimEnd: 2007-12-15T16:15:00+01:00
dTimStart: 2007-12-15T15:45:00+01:00
md: 106
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with 13 3/8" csg from 106 m to 405 m MD. Filled every joint with SW. Average running speed 5 jnts/hr. No tight spots encountered. Laid out 2 joints.

Stabbed csg into conductor assisted by ROV. Used chain tongs in well head area to limit csg string movement and ROV used C-tool for guiding.

dTimEnd: 2007-12-16T00:00:00+01:00
dTimStart: 2007-12-15T16:15:00+01:00
md: 405
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: