Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2009-07-07T00:00:00+02:00 to 2009-07-08T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
daysBehind: 3.5
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-07-08T00:00:00+02:00
dTimDiaHoleStart: 2009-07-07T22:30:00+02:00
diaHole: 8.5
distDrill: 54
elevKelly: 54.9
fixedRig: false
forecast24Hr: Circulate the hole clean. Take cluster shot survey. Pull out of hole and lay out 8 ½" BHA. Make up and run in hole with cleanout assembly. Displace well to 1.20 sg brine. Pump and displace wash train, circulate the well clean. Flow check well. Pull out of hole and LD cleanout assembly.  


Operation target tomorrow at 06:00 hrs: LD cleanout assembly. 

hpht: 0
md: 1051
mdCsgLast: 996
mdDiaHoleStart: 997
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 5
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Pressure tested TSP liner packer and 9 5/8" liner to 90 bars with sea water. Released and pulled out of hole with RTTS. Picked up and ran in hole with 8 ½" BHA. Drilled out shoe track and cleaned out rat hole. Displaced well to 1.26 sg Soludrill-N WBM.  Drilled 8 ½" hole from 997 m to 1206 m. Circulated the hole clean.   
tightWell: 0
tvd: 930
tvdCsgLast: 881
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
dTim: 2009-07-07T10:00:00+02:00
density: 1.27
filtrateLtlp: 14
locationSample: Reserve pit
md: 996
mudClass: water based
presBopRating: 0
pv: 23
type: Soludril-N
visFunnel: -999.99
yp: 10
dTim: 2009-07-07T23:00:00+02:00
density: 1.27
filtrateLtlp: 16
locationSample: Active pit
md: 1030
mudClass: water based
presBopRating: 0
pv: 19
type: Soludril-N
visFunnel: -999.99
yp: 12.5
Pore pressure:
Survey stations:
azi: 191.16
dTim: 2009-07-08T00:00:00+02:00
incl: 58.83
md: 1181
tvd: 1000
azi: 189.96
dTim: 2009-07-08T00:00:00+02:00
incl: 59.07
md: 1059.4
tvd: 937.4
azi: 191.89
dTim: 2009-07-08T00:00:00+02:00
incl: 58.96
md: 1140.7
tvd: 979.2
Activities:
comments: Waited on cement. Meanwhile performed maintenance and service on drilling and pipe handling equipment. Cleaned and prepared pits for packer fluid.
dTimEnd: 2009-07-07T05:00:00+02:00
dTimStart: 2009-07-07T00:00:00+02:00
md: 219
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Circulated with 400 lpm, 5 bar to clean RTTS setting area from 215 m to 220 m. Set RTTS at 219 m, installed cement hose. Pressure tested surface lines to 120 bars for 5 minutes.
dTimEnd: 2009-07-07T06:00:00+02:00
dTimStart: 2009-07-07T05:00:00+02:00
md: 219
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pressure tested TSP liner packer and 9 5/8" liner to 90 bars for 10 minutes with sea water. Pumped 0.175 l and bled back same.
dTimEnd: 2009-07-07T06:15:00+02:00
dTimStart: 2009-07-07T06:00:00+02:00
md: 219
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Released RTTS, waited for 5 minutes for packer element to relax. LO pump in sub assembly.
dTimEnd: 2009-07-07T06:30:00+02:00
dTimStart: 2009-07-07T06:15:00+02:00
md: 219
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pulled out of hole with RTTS from 219 m to surface.
dTimEnd: 2009-07-07T07:30:00+02:00
dTimStart: 2009-07-07T06:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed to 5" handling equipment. BO and LD RTTS.
dTimEnd: 2009-07-07T08:00:00+02:00
dTimStart: 2009-07-07T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cleaned and tidied rig floor. Held pre job meeting prior to PU 8 ½" BHA.
dTimEnd: 2009-07-07T08:30:00+02:00
dTimStart: 2009-07-07T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Made up and ran in hole with 8 ½" BHA to 180 m.
dTimEnd: 2009-07-07T11:45:00+02:00
dTimStart: 2009-07-07T08:30:00+02:00
md: 180
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Changed from 5" to 5 ½" handling equipment. Picked up 1 single DP from deck and ran in hole to 205 m.
dTimEnd: 2009-07-07T12:15:00+02:00
dTimStart: 2009-07-07T11:45:00+02:00
md: 205
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Ran in hole with 8 ½" BHA on 5 ½" DP from 205 m to 921 m.
dTimEnd: 2009-07-07T13:30:00+02:00
dTimStart: 2009-07-07T12:15:00+02:00
md: 921
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Filled pipe and established circulation with 1600 lpm, 54 bar, 30 rpm, 8 kNm. Washed down from 921 m to 967 m. Tagged top of float (Wiper plugs) at 967 m with 2 tons.
dTimEnd: 2009-07-07T14:45:00+02:00
dTimStart: 2009-07-07T13:30:00+02:00
md: 967
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled out wiper plug, casing FC, shoe track and 9 5/8" casing shoe from 967 m to 996 m with 1600 lpm, 55 bar, WOB 2 - 5 tons, 30 rpm, 8 - 13 kNm. Meanwhile held pre-job meeting with involved personnel prior to drill 8 ½" section; reviewed check lists and relevant safety / operational issues.
dTimEnd: 2009-07-07T19:15:00+02:00
dTimStart: 2009-07-07T14:45:00+02:00
md: 996
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cleaned out rat hole below casing shoe with 1600 lpm, 55 bar, WOB 0 - 1 tons, 30 rpm, 8 kNm. Simultaneously: Held pre job meeting prior to displace well from SW to 1.28 sg Soludrill mud.
dTimEnd: 2009-07-07T19:30:00+02:00
dTimStart: 2009-07-07T19:15:00+02:00
md: 997
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Swept hole with 20 M3 hi-vis pill; 1600 lpm, 45 bar, 30 rpm, 8-9 kNm.
dTimEnd: 2009-07-07T20:15:00+02:00
dTimStart: 2009-07-07T19:30:00+02:00
md: 997
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pumped 20 M3 of spacer, Displaced well to 1.26 sg Soludrill mud, with 1600 lpm, 40-63 bar, 30 rpm, 8 kNm. Circulated 1 times BU after well displaced to condition mud.
dTimEnd: 2009-07-07T22:30:00+02:00
dTimStart: 2009-07-07T20:15:00+02:00
md: 997
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Drilled/oriented 8 1/2" hole from 997 m to 1051 m with 1600-1900 lpm, 80-105 bar, 30-60 rpm, 7-10 kNm, WOB 5-8 ton. ROP 45-50 m/hr. ECD 1.39-1.41 sg.
dTimEnd: 2009-07-08T00:00:00+02:00
dTimStart: 2009-07-07T22:30:00+02:00
md: 1051
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: