Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2016-09-22T00:00:00+02:00 to 2016-09-23T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-23T00:00:00+02:00
dTimDiaHoleStart: 2016-09-18T05:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Place balanced cement plug in 9 5/8in casing
- Pull and L/D 600m of tubing
- RIH w/ tubing on spear and leave tubing in the well
- Retrieve MS-T seal assy

hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 5
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Landed and engaged THRT
- Pumped open shallow set barrier plug
- Retrieved TH and 500m of tubing 
- RIH w/ tubing, circulated well clean to sea water
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: RIH and landed off THRT, engaged tool and confirmed w/ 2t overpull
dTimEnd: 2016-09-22T00:15:00+02:00
dTimStart: 2016-09-22T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Applied pressure to shear pin and then rotated string 8x turns CCW into communication collar
dTimEnd: 2016-09-22T00:30:00+02:00
dTimStart: 2016-09-22T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to pump open ME shallow set barrier plug
dTimEnd: 2016-09-22T00:45:00+02:00
dTimStart: 2016-09-22T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Dropped 2in steel ball in the well, installed swedge to Fig. 1502 connection, installed LTV and cement hose
dTimEnd: 2016-09-22T01:15:00+02:00
dTimStart: 2016-09-22T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pressure tested cement hose and LTV to 20/345bar for 5/10 min. Confirmed line up
dTimEnd: 2016-09-22T01:45:00+02:00
dTimStart: 2016-09-22T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Checked annulus pressure at wellhead 10bar. Started to pressure up tubing w/ cement unit with constant rate. Observed pressure drop after reaching 28 bar indicating that plug opened. Stopped pumping, pressure in tubing stabilized at 13 bar. Annulus pressure at wellhead went up and stabilized to 13 bar.
dTimEnd: 2016-09-22T02:00:00+02:00
dTimStart: 2016-09-22T01:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Bled off tubing pressure above DHSV to zero and monitored for buildup, no build up observed. Applied 520bar to the control line to open DHSV. Pressured up well w/ cementing unit. Observed indications of equalizing and openning of DHSV both on cement unit and on pressure gauge on control fluid pump. Stopped pumping. Bled off well to zero pressure. Annulus pressure 2 bar. No indications of gas below DHSV/in the well observed. Confirmed zero pressure below DHSV. Closed DHSV
dTimEnd: 2016-09-22T02:30:00+02:00
dTimStart: 2016-09-22T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RD swedge, LTV and cement hose. Meanwhile held TBT for pulling tubing hanger free
dTimEnd: 2016-09-22T03:00:00+02:00
dTimStart: 2016-09-22T02:30:00+02:00
md: 3055
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pressured upTHRT line to 2000psi and then bled down to 500 psi to release TH
dTimEnd: 2016-09-22T03:15:00+02:00
dTimStart: 2016-09-22T03:00:00+02:00
md: 3055
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U to 166t , neutral weight, continued to P/U to 170t, TH released (5t overpull). Continued to POOH, observed +/-  20t drag, disconnected control hoses, RIH before start breaking and L/D landing string
dTimEnd: 2016-09-22T03:45:00+02:00
dTimStart: 2016-09-22T03:15:00+02:00
md: 3055
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/D landing string and THRT. Meanwhile held TBT for installing power slips and control line reel
dTimEnd: 2016-09-22T04:45:00+02:00
dTimStart: 2016-09-22T03:45:00+02:00
md: 3034
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed power slips and positioned control line reel
dTimEnd: 2016-09-22T05:45:00+02:00
dTimStart: 2016-09-22T04:45:00+02:00
md: 3034
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ 7in tubing from 3034m 3002m
dTimEnd: 2016-09-22T06:30:00+02:00
dTimStart: 2016-09-22T05:45:00+02:00
md: 3002
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Repaired hydraulic hose for Flush mounted slips
dTimEnd: 2016-09-22T07:00:00+02:00
dTimStart: 2016-09-22T06:30:00+02:00
md: 3002
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to pull tubing
dTimEnd: 2016-09-22T07:15:00+02:00
dTimStart: 2016-09-22T07:00:00+02:00
md: 3002
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued pulling tubing from 3065m to 2833m. Average pulling speed 4,5 joints/hour
dTimEnd: 2016-09-22T10:45:00+02:00
dTimStart: 2016-09-22T07:15:00+02:00
md: 2833
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed box protector on joint 239 w/ ME plug inside. Used crane to lay it out
dTimEnd: 2016-09-22T11:00:00+02:00
dTimStart: 2016-09-22T10:45:00+02:00
md: 2833
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued pulling tubing from 2833m to 2608m. Average pulling speed 7 joints/hour
dTimEnd: 2016-09-22T13:45:00+02:00
dTimStart: 2016-09-22T11:00:00+02:00
md: 2608
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed control line from DHSV, secured same on drum. L/D DHSV using crane. Observed back flow from well. Trip tank static. Waited for backflow to decrease
dTimEnd: 2016-09-22T14:30:00+02:00
dTimStart: 2016-09-22T13:45:00+02:00
md: 2589
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U swedge to casing. Moved control line drum from drill floor
dTimEnd: 2016-09-22T15:15:00+02:00
dTimStart: 2016-09-22T14:30:00+02:00
md: 2589
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D casing tong. Installed clamp on pipe for control line
dTimEnd: 2016-09-22T15:45:00+02:00
dTimStart: 2016-09-22T15:15:00+02:00
md: 2589
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed handling gear to RIH w/ 5,5in DP
dTimEnd: 2016-09-22T16:00:00+02:00
dTimStart: 2016-09-22T15:45:00+02:00
md: 2589
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor
dTimEnd: 2016-09-22T16:15:00+02:00
dTimStart: 2016-09-22T16:00:00+02:00
md: 2589
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Troubleshoot and changed linear transducer on Iron roughneck. Meanwhile built pump in tee and M/U pup joints in fox hole
dTimEnd: 2016-09-22T17:15:00+02:00
dTimStart: 2016-09-22T16:15:00+02:00
md: 2589
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Started RIH from 2589m. Adjusted clamp, M/U 1st stand
dTimEnd: 2016-09-22T17:45:00+02:00
dTimStart: 2016-09-22T17:15:00+02:00
md: 2549
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Removed casing slips and installed slips for DP
dTimEnd: 2016-09-22T18:15:00+02:00
dTimStart: 2016-09-22T17:45:00+02:00
md: 2549
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Continued RIH with back flow to 3050m. M/U TDS on all stands. Average RIH speed 215m/hour
dTimEnd: 2016-09-22T20:30:00+02:00
dTimStart: 2016-09-22T18:15:00+02:00
md: 3050
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Circulated SW w/ 3000 l/min - 155bar. Observed high reading of CO of 90ppm on portable gas sensors in shacker room. Returns OIW was over 100ppm, visually dirty
dTimEnd: 2016-09-22T21:15:00+02:00
dTimStart: 2016-09-22T20:30:00+02:00
md: 3050
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Stopped pumps, lined up to take returns to MGS, circulated w/ 1000l/min - 34bar. Confirmed zero gas readings
dTimEnd: 2016-09-22T22:30:00+02:00
dTimStart: 2016-09-22T21:15:00+02:00
md: 3050
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Opened BOP, resumed circulation w/ 3000 l/min - 155bar. Confirmed OIW content below 30ppm after total of 193m3 circulated
dTimEnd: 2016-09-22T23:30:00+02:00
dTimStart: 2016-09-22T22:30:00+02:00
md: 3050
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped wash pill of 20m3, 3000 l/min - 150 bar
dTimEnd: 2016-09-22T23:45:00+02:00
dTimStart: 2016-09-22T23:30:00+02:00
md: 3050
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: R/B stand, P/U single and pump in assembly
dTimEnd: 2016-09-23T00:00:00+02:00
dTimStart: 2016-09-22T23:45:00+02:00
md: 3050
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
Lithology and shows: