Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2015-01-28T00:00:00+01:00 to 2015-01-29T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
daysBehind: 1
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-01-29T00:00:00+01:00
dTimDiaHoleStart: 2015-01-26T15:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Log 13 3/8" casing. R/D WL equipment. Install boreprotector. RIH and install Timelock plug. Pressure test casing. Circulate and clean well. Release Timelock plug and POOH with same. Pull boreprotector. M/U and RIH with ESP assemblies on 7 5/8" tubing.
hpht: 0
md: 1206
mdCsgLast: 1201
mdDiaHoleStart: 1206
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 3
ropCurrent: -999.99
strengthForm: 0
sum24Hr: L/D tubing hanger and RT to deck. POOH and L/D 5 7/8" tubing with control line. Commenced L/D ESP assemblies.
tightWell: 0
tvdCsgLast: 1012
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued installing casing handling equipment. 
Meanwhile checked banana sheave in derrick. Removed clamp from first tubing joint and cut ESP control cable.
dTimEnd: 2015-01-28T03:00:00+01:00
dTimStart: 2015-01-28T00:00:00+01:00
md: 358
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT for L/D hanger and POOH with 7 5/8" tubing.
dTimEnd: 2015-01-28T03:15:00+01:00
dTimStart: 2015-01-28T03:00:00+01:00
md: 358
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: B/O tubing hanger assembly with RT. L/D and secured same on deck.
dTimEnd: 2015-01-28T03:45:00+01:00
dTimStart: 2015-01-28T03:15:00+01:00
md: 358
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Changed BX inserts to 7 5/8" tubing. Moved AFT HRN back to allow more room for TDS to pass casing tong.
dTimEnd: 2015-01-28T04:15:00+01:00
dTimStart: 2015-01-28T03:45:00+01:00
md: 358
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH with 7 5/8" tubing with ESP assemblies and control cable from 358 m to 297 m. Disconnected cable clamps and spooled power cable to the spooling unit.
dTimEnd: 2015-01-28T07:00:00+01:00
dTimStart: 2015-01-28T04:15:00+01:00
md: 297
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Troubleshot and function tested guide arm on HTS. Meanwhile repaired Weatherford casing guide; removed guide arm, checked and secured piston.
dTimEnd: 2015-01-28T08:15:00+01:00
dTimStart: 2015-01-28T07:00:00+01:00
md: 297
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: POOH with 7 5/8" tubing with ESP assemblies and control cable from 297 m to 225 m. Disconnected cable clamps and spooled power cable to the spooling unit.
dTimEnd: 2015-01-28T11:00:00+01:00
dTimStart: 2015-01-28T08:15:00+01:00
md: 225
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Secured drillfloor. Stop in operation due to crew change.
Meanwhile observed missing armor on ESP cable pulled out of hole.
dTimEnd: 2015-01-28T15:30:00+01:00
dTimStart: 2015-01-28T11:00:00+01:00
md: 225
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Performed TBT with new drilling crew for POOH.
dTimEnd: 2015-01-28T15:45:00+01:00
dTimStart: 2015-01-28T15:30:00+01:00
md: 225
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH with 7 5/8" tubing with ESP assemblies and control cable from 225 m to 92 m. Disconnected cable clamps and spooled power cable to the spooling unit.
dTimEnd: 2015-01-28T19:00:00+01:00
dTimStart: 2015-01-28T15:45:00+01:00
md: 92
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT with new drilling crew for POOH.
dTimEnd: 2015-01-28T19:30:00+01:00
dTimStart: 2015-01-28T19:00:00+01:00
md: 92
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH with 7 5/8" tubing with ESP assemblies and control cable from 92 m to 21 m. Disconnected cable clamps and spooled power cable to the spooling unit. Recovered total 30 tubing clamps - none left in hole.
dTimEnd: 2015-01-28T20:30:00+01:00
dTimStart: 2015-01-28T19:30:00+01:00
md: 21
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT for changing handling equipment and L/D ESP assemblies.
dTimEnd: 2015-01-28T21:00:00+01:00
dTimStart: 2015-01-28T20:30:00+01:00
md: 21
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Disconnected banana sheave from hang off line. Lowered sheave and cable to drill floor.
dTimEnd: 2015-01-28T22:00:00+01:00
dTimStart: 2015-01-28T21:00:00+01:00
md: 21
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Removed Weatherford autoslips. Installed master bushings and Schlumberger stove table.
dTimEnd: 2015-01-28T23:00:00+01:00
dTimStart: 2015-01-28T22:00:00+01:00
md: 21
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Commenced dismantling and L/D ESP assemblies.
dTimEnd: 2015-01-29T00:00:00+01:00
dTimStart: 2015-01-28T23:00:00+01:00
md: 21
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: