Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2007-06-09T00:00:00+02:00 to 2007-06-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-06-10T00:00:00+02:00
dTimDiaHoleStart: 2007-06-09T22:30:00+02:00
diaHole: 36
distDrill: 11
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 157
mdDiaHoleStart: 145.6
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 1
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Made up 36" hole opener BHA. Ran in and tagged seabed. Washed and drilled 36" hole section from 145  to 192 m MD.
tightWell: 0
tvd: 157
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Held pre-job meeting prior to start operation.
dTimEnd: 2007-06-09T12:30:00+02:00
dTimStart: 2007-06-09T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: P/U 36" hole opener BHA, hung off in rotary. Installed bushing and slips. Removed safety clamp from centralizer guide bushing. Attempted to calibrate MWD depth sensor - no sucess - decided to use drillers depth for survey reference.
dTimEnd: 2007-06-09T14:30:00+02:00
dTimStart: 2007-06-09T12:30:00+02:00
md: 10
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued making up 36" hole opener BHA.
dTimEnd: 2007-06-09T19:00:00+02:00
dTimStart: 2007-06-09T14:30:00+02:00
md: 100
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Changed to automatic slips. RIH with 36" hole opener BHA on 5 1/2" HWDP. Dove ROV. Observed stabbing BHA into guide funnel with ROV. Tagged seabed at 145,6 m MD with no flow or rotation.
dTimEnd: 2007-06-09T22:30:00+02:00
dTimStart: 2007-06-09T19:00:00+02:00
md: 146
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Washed down with 36" hole opener BHA with 600 lpm. Observed centralizer guide bushing landing in template guide funnel. Parked ROV in top hat prior to start rotating.
dTimEnd: 2007-06-09T23:00:00+02:00
dTimStart: 2007-06-09T22:30:00+02:00
md: 150
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled 36" hole section from 150 m to 157 m MD. Drilling parameters :  Rotation 15-20 rpm /  WOB 2 MT/ Flow 900 lpm. Svept hole with 15 m3 hi-vis at 157 m MD.
dTimEnd: 2007-06-10T00:00:00+02:00
dTimStart: 2007-06-09T23:00:00+02:00
md: 157
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: