Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2010-09-17T00:00:00+02:00 to 2010-09-18T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2010-09-18T00:00:00+02:00
dTimDiaHoleStart: 2010-09-10T15:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Receive plug equipment. RU BHA. Install EVO bridge plug on 5/16" e-line. RD wireline equipment. Hand well back to Maersk prod. dep.

Expected status 06:00 tomorrow: Preparing well for hand over.
hpht: 0
md: -999.99
mdCsgLast: 3695
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 8
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Waited on plug equipment from shore. Meanwhile produced well and prepared 5/16" cable equipment. Held SJA meeting regarding RD wireline equipment. 
tightWell: 0
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited on plug equipment from shore. Meanwhile produced well and prepared 5/16" cable equipment.
dTimEnd: 2010-09-17T06:00:00+02:00
dTimStart: 2010-09-17T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on plug equipment from shore. Meanwhile produced well and prepared 5/16" cable equipment. Rigged up lubricator with grease inj. head. Function tested tractor through cable. Held SJA meeting regarding RD of wireline equipment and skidding preparations.
dTimEnd: 2010-09-18T00:00:00+02:00
dTimStart: 2010-09-17T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: