Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-08-24T00:00:00+02:00 to 2008-08-25T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-25T00:00:00+02:00
dTimDiaHoleStart: 2008-08-23T22:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: LD guns. RIH and perforate run #3. POOH. RD WL equipment.
hpht: 0
md: 3792
mdCsgLast: 3790.1
mdDiaHoleStart: 3792
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 55
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: RIH and perforated run #1. POOH. LD gun. RIH and perforated run #2. POOH.
tightWell: 0
tvd: 3247
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-08-24T16:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 3792
mudClass: other
presBopRating: 345
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Tested DHSV local control hose to 520 bar - ok. Tested HMV local control hose to 207 bar - ok.
dTimEnd: 2008-08-24T00:15:00+02:00
dTimStart: 2008-08-24T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Opened SV and and verified line up by opening KWV with 10 bar on the line. Filled riser and lubricator with packer fluid using cmt pump. Closed KWV. Leak tested line from cement pump to KWV to 30/200 bar for 5/10 min against cloed KWV using packer fluid. 1.9 bar (0.95%) drop on high pressure test. 20 ltrs pumped.
dTimEnd: 2008-08-24T01:00:00+02:00
dTimStart: 2008-08-24T00:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Attempted to leak test WL rig up to 30 bar/5 min, but had visual leak between two lubricator sections. Changed O-ring in leaking connection without laying down lubricator. Leak tested WL rig up to 30/200 bar for 5/10 min using packer fluid and cmt pump. 1.8 bar (0.9%) drop on high pressure test. 30 ltrs pumped and bled back. Bled off pressure to closed drain. Closed SV and KWV.
dTimEnd: 2008-08-24T03:15:00+02:00
dTimStart: 2008-08-24T01:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Opened MMV using 42 turns. Opened HMV by applying 207 bar on CL using local control panel. Equalized above DHSV in steps up to 15 bar (60 ltrs pumped) and opened DHSV by applying 520 bar on CL using local control panel. Closed HMV and broke off lubricator at in-situ sub.
dTimEnd: 2008-08-24T04:00:00+02:00
dTimStart: 2008-08-24T03:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Perforation run #1: Lowered orientating weight and 30 ft gun section into lower riser section and hung off in C-plate. Connected and armed perforating guns according to Schlumberger procedure.
dTimEnd: 2008-08-24T06:00:00+02:00
dTimStart: 2008-08-24T04:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Perforation run #1: Connected lubricator and re-routed tugger on lubricator due to twist with wireline sheave wheel.
dTimEnd: 2008-08-24T08:00:00+02:00
dTimStart: 2008-08-24T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Leak tested in-situ sub to 30/200 bar for 5/10 min with Seawell test pump. Ok. Observed leak in XMT instrumentation piping. Installed temporary fitting.
dTimEnd: 2008-08-24T08:45:00+02:00
dTimStart: 2008-08-24T08:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Opened HMV and observed 0 bar WHP. Verified TRSCSSV was open. Opened SV and RIH with 4.5" TCP guns on 7/16" electric line from surface to 3731 m MD. Up weight 1225 kg / Running weight 1170 kg at 450 m.
dTimEnd: 2008-08-24T11:30:00+02:00
dTimStart: 2008-08-24T08:45:00+02:00
md: 3731
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Bled 52 bar WHP down to zero through closed drain. Correlated guns to shooting depth using GR. Hanging weight 2350 kg. Fired guns and perforated interval #1 from 3704.0 m to 3712.0 m MD. Positiv confirmation that guns had fired, but observed no increase in WHP.
dTimEnd: 2008-08-24T14:15:00+02:00
dTimStart: 2008-08-24T11:30:00+02:00
md: 3731
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH and logged GR/CCL from 3700 m to 2809.5 m to top of liner (TOL). POOH with 4.5" TCP perforation guns from 2809.5 m to OOH. Powered down logging unit at 70 m below seabed. Made PA announcement and pulled cable head into tool catcher. Closed SV to verify BHA OOH.
dTimEnd: 2008-08-24T17:30:00+02:00
dTimStart: 2008-08-24T14:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed HMV. Observed no WHP. Opened bleed to closed drain as a precaution. Opened needle valve and confirmed that lubricator was empty and that the well was on vacuum.

Broke lubricator at in-situ sub. BO and LD guns using sertified lifting sub. Observed that all shots had fired.
dTimEnd: 2008-08-24T19:45:00+02:00
dTimStart: 2008-08-24T17:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Perforation run #2: Megged and inspected cable. Built and tested new cable head. Checked CCL on rig floor. Shut down power to Schlumberger unit according to procedure before MU perforation gun.
dTimEnd: 2008-08-24T21:00:00+02:00
dTimStart: 2008-08-24T19:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: PU gun sections from cantiliver onto HTS. Lifted guns into riser using fwd PRS. MU firing head and CAL-B to gun hung off in riser and armed gun. PU toolstring and lifted into toolcatcher. Connected and hung off orientation weight and second gun sections in C-plate. Connected upper toolstring to guns hanging in toolcatcher. PU tension on toolstring and took off C-plate.

dTimEnd: 2008-08-24T23:15:00+02:00
dTimStart: 2008-08-24T21:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Connected lubricator and filled with MEG. Tested in-situ sub to 30/200 bar for 5/10 min with Seawell test pump. Ok. Opened HMV and observed 0.1 WHP. Verified TRSCSSV was open. Opened SV. RIH with 4.5" guns to 70 m below seabed and powered up logging unit.
dTimEnd: 2008-08-25T00:00:00+02:00
dTimStart: 2008-08-24T23:15:00+02:00
md: 250
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: