Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-02-02T00:00:00+01:00 to 2008-02-03T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-02-03T00:00:00+01:00
dTimDiaHoleStart: 2008-02-02T23:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install  XMT/spool assy and test same. Retrieve dart and BPV.

hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 131
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Retrieved landing string. Installed BPV. Nippled down BOP and Riser. Installed dart in BPV. Terminated control lines. Installed extension spool. 

tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-02-02T20:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: 3520
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Applied 80 bars to the well and opened the DHSV. Bled of the pressure of the well, same volume in return 340 litre. 

dTimEnd: 2008-02-02T00:30:00+01:00
dTimStart: 2008-02-02T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Broke the lubricator and laid out the BHA with NPR plug, no damage to the NPR plug.

dTimEnd: 2008-02-02T01:00:00+01:00
dTimStart: 2008-02-02T00:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: R/D the WL lubricator, the GIH, the WL BOP and disconnected the BCU.
dTimEnd: 2008-02-02T04:45:00+01:00
dTimStart: 2008-02-02T01:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to retrieve the TBG landing string. R/D the control lines.
dTimEnd: 2008-02-02T06:00:00+01:00
dTimStart: 2008-02-02T04:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Rigged down control line sheave.

dTimEnd: 2008-02-02T07:00:00+01:00
dTimStart: 2008-02-02T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to L/O the 7" landing string. Attempted same.

dTimEnd: 2008-02-02T08:00:00+01:00
dTimStart: 2008-02-02T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Problems with elevators malfunction, investigated same. Changed out elevators and function tested same.

dTimEnd: 2008-02-02T09:00:00+01:00
dTimStart: 2008-02-02T08:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Held tool box talk prior to use tuggers to retrieve the 7" landing string. Picked up and laid out 7" landing sting.

dTimEnd: 2008-02-02T09:30:00+01:00
dTimStart: 2008-02-02T09:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Cleared rig floor, casing tong, Baker control line drum, Gauge/inj. Line drum and PS-30 slips.

dTimEnd: 2008-02-02T11:30:00+01:00
dTimStart: 2008-02-02T09:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to installation of the BPV. Picked up the PBV and ran in same on tugger and installed same.

dTimEnd: 2008-02-02T14:30:00+01:00
dTimStart: 2008-02-02T11:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to nipple down the stack. Nippled down BOP and set back into cradle, laid out riser.
dTimEnd: 2008-02-02T20:30:00+01:00
dTimStart: 2008-02-02T14:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed dart in BPV.
dTimEnd: 2008-02-02T20:45:00+01:00
dTimStart: 2008-02-02T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered down tension cylinder to centralizer deck.
dTimEnd: 2008-02-02T21:30:00+01:00
dTimStart: 2008-02-02T20:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to lower down the Co-flex hose onto the XMT deck.

dTimEnd: 2008-02-02T22:00:00+01:00
dTimStart: 2008-02-02T21:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered the Co-flex hose onto the XMT deck.
dTimEnd: 2008-02-02T23:30:00+01:00
dTimStart: 2008-02-02T22:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to terminate the control lines. 

dTimEnd: 2008-02-02T23:45:00+01:00
dTimStart: 2008-02-02T23:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed the communication collar.

dTimEnd: 2008-02-03T00:00:00+01:00
dTimStart: 2008-02-02T23:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: