Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2007-12-10T00:00:00+01:00 to 2007-12-11T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 7.1
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-12-11T00:00:00+01:00
dTimDiaHoleStart: 2007-12-05T07:00:00+01:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue installing DCI assembly on WH housing. RIH and land 20" casing. Circulate, pump and displace cement. Release CART and POOH. LD CART. Clear drill floor.
hpht: 0
md: 1083
mdCsgLast: 251.7
mdDiaHoleStart: 206
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 18
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Continued MU and ran 20" casing from 414 to 923 m MD. Changed to 5 1/2" handling equipment. MU 18 3/4" WH housing/CART assembly to 20" casing. Lowered 18 3/4" WH housing/CART through well head module. Installed DCI assembly on 18 3/4" WH housing, working on scaffolding platform below WH module.
tightWell: 0
tvd: 1082.5
tvdCsgLast: 251.7
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-12-10T21:00:00+01:00
density: 1.05
locationSample: Reserve pit
md: -999.99
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 120
yp: -999.99
Pore pressure:
dTim: 2007-12-11T00:00:00+01:00
equivalentMudWeight: 1.03
md: 1083
readingKind: estimated
Survey stations:
Activities:
comments: RIH with 20" csg from 151 m to 414 m MD. Filled string with SW every 5th joint. Average running speed 4 jnts/hr. 

Observed tight spots at:
250-256 m: 12 MT drag
282-293 m: 16 MT drag - circulated w/SW 650 lpm / 25 bar

dTimEnd: 2007-12-10T06:00:00+01:00
dTimStart: 2007-12-10T00:00:00+01:00
md: 414
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 20" csg from 414 m to 923 m MD. Filled string with SW every 5th joint. Average running speed 5 jnts/hr. Upweight 188 MT/down weight 144 MT at last joint before WH housing.

Observed tight spots at:
576-588 m: 20-25 MT drag
701-738 m: 15-18 MT drag 
800-825 m: 12-15 MT drag
dTimEnd: 2007-12-10T18:30:00+01:00
dTimStart: 2007-12-10T06:00:00+01:00
md: 923
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Greased slips prior to elevator change and topped-up casing with SW.
dTimEnd: 2007-12-10T19:00:00+01:00
dTimStart: 2007-12-10T18:30:00+01:00
md: 923
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RD 20" csg handling equipment and RU 5 1/2" handling equipment.
dTimEnd: 2007-12-10T21:15:00+01:00
dTimStart: 2007-12-10T19:00:00+01:00
md: 923
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: PU 18 3/4" WH housing/CART assembly and MU to 20" casing. Oriented DCI valve outlet swivel to STB side using a ring bolt.
dTimEnd: 2007-12-10T22:30:00+01:00
dTimStart: 2007-12-10T21:15:00+01:00
md: 923
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 18 3/4" WH housing/CART assembly from 923 m to 934 m. Removed PS30 slips and installed outer ring and master bushings.
dTimEnd: 2007-12-10T23:15:00+01:00
dTimStart: 2007-12-10T22:30:00+01:00
md: 934
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RD csg tong and flush mounted elevators.
dTimEnd: 2007-12-11T00:00:00+01:00
dTimStart: 2007-12-10T23:15:00+01:00
md: 934
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: