Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-05-07T00:00:00+02:00 to 2013-05-08T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
daysBehind: 5.2
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-05-08T00:00:00+02:00
dTimDiaHoleStart: 2013-04-28T07:00:00+02:00
diaHole: 8.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run wireline run #2 (Gyro).
Pull out of hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe.
Make up 3 1/2" cement stinger on 5 1/2" drill pipe and run in hole.
hpht: 0
md: 4562.1
mdCsgLast: 2570.7
mdDiaHoleStart: 2577
mdPlanned: -999.99
mdStrengthForm: 2574
presTestType: formation integrity test
reportNo: 63
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Circulated bottoms up.
Performed wireline run #1 (VSP).
Rigged up to run wireline #2 (Gyro).
tightWell: 0
tvd: 3398.2
tvdCsgLast: 2442
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-05-07T20:00:00+02:00
density: 1.32
locationSample: Active pit
md: 4562
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
dTim: 2013-05-07T11:00:00+02:00
density: 1.32
locationSample: Active pit
md: 4562
mudClass: oil based
presBopRating: 345
pv: 37
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
Pore pressure:
dTim: 2013-05-08T00:00:00+02:00
equivalentMudWeight: .78
md: 2600
readingKind: estimated
dTim: 2013-05-08T00:00:00+02:00
equivalentMudWeight: 1.29
md: 4146
readingKind: estimated
dTim: 2013-05-08T00:00:00+02:00
equivalentMudWeight: 1.09
md: 4562
readingKind: estimated
Survey stations:
Activities:
comments: Continued circulating bottoms up with 2300 lpm, 154 bar and 60 rpm.

Meanwhile: Performed prejob meeting prior to rig up to run VSP.
dTimEnd: 2013-05-07T00:45:00+02:00
dTimStart: 2013-05-07T00:00:00+02:00
md: 4562
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed flowcheck for 15 minutes - well static.
dTimEnd: 2013-05-07T01:00:00+02:00
dTimStart: 2013-05-07T00:45:00+02:00
md: 4562
phase: fixed
proprietaryCode: drilling -- pressure detection
state: ok
stateDetailActivity: success
comments: Removed auto slips and installed master bushings. Rigged up to run wireline through 5 1/2" drill pipe.
dTimEnd: 2013-05-07T02:00:00+02:00
dTimStart: 2013-05-07T01:00:00+02:00
md: 4562
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Picked up and made up wireline toolstring #1 (VSP). Performed prejob tests.
dTimEnd: 2013-05-07T03:30:00+02:00
dTimStart: 2013-05-07T02:00:00+02:00
md: 4562
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed wireline run #1 (VSP) from 4530m MD to 582.9m MD.

Moved pipe every hour to check sticky trend.

Meanwhile: Troubleshot draworks motor. Performed tests on V-ICIS system. Changed pressure gauges on aft choke. Cleaned and tidied rig floor. Performed general maintanence. Performed prejob meeting prior to rig down wireline run #1 (VSP) and rig up wireline run #2 (Gyro).
dTimEnd: 2013-05-07T22:00:00+02:00
dTimStart: 2013-05-07T03:30:00+02:00
md: 4562
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Broke out and laid down wireline toolstring #1 (VSP).
dTimEnd: 2013-05-07T23:30:00+02:00
dTimStart: 2013-05-07T22:00:00+02:00
md: 4562
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Picked up and made up wireline toolstring #2 (Gyro). Performed prejob tests.
dTimEnd: 2013-05-08T00:00:00+02:00
dTimStart: 2013-05-07T23:30:00+02:00
md: 4562
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
Lithology and shows: