Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2016-10-13T00:00:00+02:00 to 2016-10-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-14T00:00:00+02:00
dTimDiaHoleStart: 2016-10-01T15:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: -999.99
mdCsgLast: 3508
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2755
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 13
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: None
tightWell: 0
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: L/O riser joint (lift #6).
dTimEnd: 2016-10-13T00:15:00+02:00
dTimStart: 2016-10-13T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted riser (lift #7).
Removed master bushing.
Pulled riser.
Installed master bushing and hole cover in rotary.
dTimEnd: 2016-10-13T00:45:00+02:00
dTimStart: 2016-10-13T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint.
dTimEnd: 2016-10-13T01:15:00+02:00
dTimStart: 2016-10-13T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed hole covers and hatches.
dTimEnd: 2016-10-13T02:15:00+02:00
dTimStart: 2016-10-13T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed elevator to handle BHA.
Meanwhile: Removed scaffolding in moonpool.

******* END OF REPORT *******
dTimEnd: 2016-10-13T02:30:00+02:00
dTimStart: 2016-10-13T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: