Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-10-01T00:00:00+02:00 to 2013-10-02T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-02T00:00:00+02:00
dTimDiaHoleStart: 2013-09-29T06:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Perforate well, run # 3.
Rig down WL equipment.
Skid to well F-15 C.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 33
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Perforated well, perforation run #2.
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-01T15:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: POOH with perforation gun assembly #1 from 1361 m to 250 m.
dTimEnd: 2013-10-01T01:00:00+02:00
dTimStart: 2013-10-01T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed pre-job safety meeting prior to handling of explosives.
dTimEnd: 2013-10-01T01:15:00+02:00
dTimStart: 2013-10-01T01:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH with perforation gun assembly #1 from 250 m to surface. 
Closed well, inflow tested and bled down to 0 bar.
dTimEnd: 2013-10-01T03:00:00+02:00
dTimStart: 2013-10-01T01:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke lubricator. 
Laid down perforating BHA on deck.
dTimEnd: 2013-10-01T04:00:00+02:00
dTimStart: 2013-10-01T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Re-build cable head and prepared guns for perforation run #2
dTimEnd: 2013-10-01T08:15:00+02:00
dTimStart: 2013-10-01T04:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed pre-job safety meeting prior to handling of explosives.
dTimEnd: 2013-10-01T08:30:00+02:00
dTimStart: 2013-10-01T08:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Picked up and made up perforation gun assembly #2.
Made up and leak tested WL lubricator and Quick Test Sub rig up to 30 / 200 bar - 5 /10 minutes.
dTimEnd: 2013-10-01T10:30:00+02:00
dTimStart: 2013-10-01T08:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation gun assembly #2 from surface to 3378 m. WHP 35 bar.
dTimEnd: 2013-10-01T13:30:00+02:00
dTimStart: 2013-10-01T10:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across perforation interval. 
Positioned gun with top shot at 3284 m. 
WHP 32 bar.
dTimEnd: 2013-10-01T14:45:00+02:00
dTimStart: 2013-10-01T13:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval between 3278 m to 3284 m.
WHP stabilized at 32 bar.

dTimEnd: 2013-10-01T15:00:00+02:00
dTimStart: 2013-10-01T14:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Correlated across perforation interval. 
Positioned gun with top shot at 3245 m. 
WHP 32 bar.
dTimEnd: 2013-10-01T15:15:00+02:00
dTimStart: 2013-10-01T15:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval between 3251 m to 3245 m.
WHP stabilized at 32 bar.
dTimEnd: 2013-10-01T15:30:00+02:00
dTimStart: 2013-10-01T15:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: POOH with perforation gun assembly #2 from 3284 m to 180 m.
dTimEnd: 2013-10-01T18:00:00+02:00
dTimStart: 2013-10-01T15:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed pre-job safety meeting prior to handling of explosives.
dTimEnd: 2013-10-01T18:15:00+02:00
dTimStart: 2013-10-01T18:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH with perforation gun assembly #2 from 180 m to surface. 
Closed well, inflow tested and bled down to 20 bar.
Observed blockage in bleed down line.
dTimEnd: 2013-10-01T19:45:00+02:00
dTimStart: 2013-10-01T18:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Unblocked the bleed down line.
dTimEnd: 2013-10-01T21:15:00+02:00
dTimStart: 2013-10-01T19:45:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Bled down pressure to 0 bar.
dTimEnd: 2013-10-01T21:45:00+02:00
dTimStart: 2013-10-01T21:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke lubricator. 
Laid down perforating BHA on deck.
Cut cable and rebuild head.
dTimEnd: 2013-10-02T00:00:00+02:00
dTimStart: 2013-10-01T21:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: