Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-04-07T00:00:00+02:00 to 2009-04-08T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-04-08T00:00:00+02:00
dTimDiaHoleStart: 2009-04-06T12:00:00+02:00
diaHole: 36
distDrill: 42
elevKelly: 54.9
fixedRig: false
forecast24Hr: WOW to run 30" Conductor.
R/U C-plate. M/U cement stinger and CART.
RIH with 30" conductor.
Centralize and cement 30" conductor.
Wait on cement to set.
Release CART and POOH.
hpht: 0
md: 207
mdCsgLast: 201.7
mdDiaHoleStart: 146
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 2
ropCurrent: -999.99
strengthForm: 0
sum24Hr: POOH with 36" BHA and L/D Holeopener. Performed derrick inspection. R/U to run 30" Conductor. P/U and M/U 30" conductor. Ran carefully 30" Conductor into splash zone. Waves and current was too high to continue operation and risk damaging adjacent production risers. Pulled up with 30" Conductor to above sea-level and secured same. 
tightWell: 0
tvd: 207
tvdCsgLast: 201.7
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2009-04-07T21:00:00+02:00
density: 1.05
locationSample: Reserve pit
md: 207
mudClass: water based
presBopRating: 690
pv: -999.99
type: Spud Mud
visFunnel: 105
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Drilled 36" hole from 165 m to 207 m (17 1/2" bit depth). 90-100 RPM, 5 ton WOB, 4000-4450 lpm, 3,7 kNm, ROP 5-20 m/hr. Pumped HIVIS pills as per program.
Took survey at 170 m: Inclination 0,27 deg. 
Took survey at 180 m: Inclination 0,17 deg.
Took survey at 190 m: Inclination 0,21 deg.
Took survey at 206 m: Inclination 0,15 deg.
dTimEnd: 2009-04-07T05:00:00+02:00
dTimStart: 2009-04-07T00:00:00+02:00
md: 207
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Circulated 1,5 bottoms up with seawater. Pumped 40 m3 HIVIS pill at 4500 lpm. Displaced well to 1,40 sg WBM at 4500 lpm / SPP 128 bar, 10 RPM.
dTimEnd: 2009-04-07T05:30:00+02:00
dTimStart: 2009-04-07T05:00:00+02:00
md: 207
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: POOH with 36" BHA to 167 m.
dTimEnd: 2009-04-07T06:00:00+02:00
dTimStart: 2009-04-07T05:30:00+02:00
md: 167
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 36" BHA to 147 m. Topped up hole with 1,40 sg WBM. POOH to 121 m.
dTimEnd: 2009-04-07T07:00:00+02:00
dTimStart: 2009-04-07T06:00:00+02:00
md: 121
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 36" BHA to 36 m.
dTimEnd: 2009-04-07T09:00:00+02:00
dTimStart: 2009-04-07T07:00:00+02:00
md: 36
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Investigated and repaired leak on AFT Iron roughneck.
dTimEnd: 2009-04-07T09:45:00+02:00
dTimStart: 2009-04-07T09:00:00+02:00
md: 36
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: POOH with 36" BHA to 8 m. Held Toolbox talk prior to remove bushings with low block height. Pulled Holeopener through rotary and laid out same.
dTimEnd: 2009-04-07T12:15:00+02:00
dTimStart: 2009-04-07T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed full derrick and top drive inspection.
dTimEnd: 2009-04-07T13:30:00+02:00
dTimStart: 2009-04-07T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Held tool box talk- Rigged to run 30" conductor.
dTimEnd: 2009-04-07T16:00:00+02:00
dTimStart: 2009-04-07T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Waited on crane / deck crew to unload boat.
dTimEnd: 2009-04-07T17:00:00+02:00
dTimStart: 2009-04-07T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- wait
state: ok
stateDetailActivity: success
comments: Held toolbox talk with deck crew and 3rd partys prior to pick up an run 30" Conductor.
P/U and ran 30" Conductor shoe joint to 12 m. Filled shoe joint to check ball valve.
dTimEnd: 2009-04-07T19:00:00+02:00
dTimStart: 2009-04-07T17:00:00+02:00
md: 12
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk. P/U and ran 2 x 30" intermediate joints and 1 30" X-over joint. Changed out casing handling gear.  Installed elevator rotator and M/U kevlar belt tongs. P/U 30" Conductor housing joint.
dTimEnd: 2009-04-08T00:00:00+02:00
dTimStart: 2009-04-07T19:00:00+02:00
md: 49
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: