Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2010-09-12T00:00:00+02:00 to 2010-09-13T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: .8
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2010-09-13T00:00:00+02:00
dTimDiaHoleStart: 2010-09-10T15:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Perform PLT logging as per program.

Expected status at 06:00 hrs: Running PLT.
hpht: 0
md: -999.99
mdCsgLast: 3695
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Rigged up WL equipment. RIH with PLT/RST. Performed spinner calibration and started to bean up well to test separator with full bore spinner at 2900 m MDRKB.
tightWell: 0
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Handed well over from production to well service. SIWHP 92 bar.
dTimEnd: 2010-09-12T00:30:00+02:00
dTimStart: 2010-09-12T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box meeting prior to test of x-mas tree and installation of manifold on TKV.
dTimEnd: 2010-09-12T01:00:00+02:00
dTimStart: 2010-09-12T00:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Waited on production dept. for activation of work permit.
dTimEnd: 2010-09-12T02:00:00+02:00
dTimStart: 2010-09-12T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Leak tested x-mas tree to 20/ 170 bar for 5/ 10 min, against HMV, PWV, TKV and SV.
dTimEnd: 2010-09-12T03:30:00+02:00
dTimStart: 2010-09-12T02:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Installed manifold on TKV and leak tested same to 20/ 170 bar for 5/ 10 min, against TKV.
dTimEnd: 2010-09-12T04:45:00+02:00
dTimStart: 2010-09-12T03:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box meeting prior to removing tree cap and R/U of riser and BOP.
dTimEnd: 2010-09-12T05:00:00+02:00
dTimStart: 2010-09-12T04:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Removed tree cap and rigged up riser and BOP.
dTimEnd: 2010-09-12T06:00:00+02:00
dTimStart: 2010-09-12T05:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Leak tested connections between BOP and XMT as well as LTV and bleed off hose outside TKV. All tests done to 20/170 bar for 5/10 min.
dTimEnd: 2010-09-12T09:00:00+02:00
dTimStart: 2010-09-12T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box talk and hoisted down upper riser through RT and stabbed same onto BOP. Installed upper sheave wheel with 7/16" cable and hoisted up lubrikator and GIH in elevator.
Lifted up tractor and hung off in riser. WL winch suddenly stopped. Unable to find and correct problem. LD tractor.
dTimEnd: 2010-09-12T11:15:00+02:00
dTimStart: 2010-09-12T09:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Troubleshot winch problem, Mærsk electrician assisted. Bypassed relay, restarted power pack and let it run for two hours without any problem. Decided to continue acc. to program.
dTimEnd: 2010-09-12T17:00:00+02:00
dTimStart: 2010-09-12T11:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- rig up/down
state: ok
stateDetailActivity: equipment failure
comments: Made up BHA # 1 with PLT and 2 1/8" Tractor, stabbed on lubricator and lined up for filling of rig-up with productions MEG pump.
dTimEnd: 2010-09-12T19:15:00+02:00
dTimStart: 2010-09-12T17:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box meeting prior to test of rig-up.
dTimEnd: 2010-09-12T19:45:00+02:00
dTimStart: 2010-09-12T19:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Filled rig-up using productions MEG pump. Leak tested rig-up to 20/ 170 bar for 5/ 10 min.
dTimEnd: 2010-09-12T21:00:00+02:00
dTimStart: 2010-09-12T19:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held pre-job meeting and reviewed program for PLT logging with involved personnel.
dTimEnd: 2010-09-12T21:45:00+02:00
dTimStart: 2010-09-12T21:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Opened HMV and pumped 6,5 m³ of MEG to equalize and open DHSV.
dTimEnd: 2010-09-12T23:30:00+02:00
dTimStart: 2010-09-12T21:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Equalized and opened Swab valve. SIWHP 75,8 bar, DHPG 292,5 bar and DHTG 102,3 deg C.
dTimEnd: 2010-09-12T23:45:00+02:00
dTimStart: 2010-09-12T23:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RIH with PLT/ RST logging tool and tractor at 10 m/ min to 150 m.
dTimEnd: 2010-09-13T00:00:00+02:00
dTimStart: 2010-09-12T23:45:00+02:00
md: 150
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: