Daily Drilling Report
Well: NO 15/9-F-1
Report period: 2013-08-01T00:00:00+02:00 to 2013-08-02T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-28T00:00:00+01:00
dateDrillComplete: 2013-08-20
daysBehind: 3.3
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-08-02T00:00:00+02:00
dTimDiaHoleStart: 2013-07-23T02:30:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install centralizers, tension ring and sylinders.
Install BOP and diverter.
Make up 17 1/2" bottom hole assembly.
hpht: 0
md: 1355
mdCsgLast: 1348.4
mdDiaHoleStart: 226
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 16
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Ran in hole with high pressure drilling riser to 136m.
tightWell: 0
tvd: 1343
tvdCsgLast: 1336.4
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2013-08-01T20:00:00+02:00
density: 1.03
locationSample: Flowline
md: -999.99
mudClass: water based
presBopRating: 0
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Ran in hole with high pressure drilling riser from 35m to 50m.
dTimEnd: 2013-08-01T03:45:00+02:00
dTimStart: 2013-08-01T00:00:00+02:00
md: 50
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up intermediate riser joint #7. Ran in hole with high pressure drilling riser from 50m to 64m.
dTimEnd: 2013-08-01T06:00:00+02:00
dTimStart: 2013-08-01T03:45:00+02:00
md: 64
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up double intermediate riser joint #3 and #6. Ran in hole with high pressure drilling riser from 64m MD to 92m MD.
dTimEnd: 2013-08-01T09:45:00+02:00
dTimStart: 2013-08-01T06:00:00+02:00
md: 92
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited on crane due to handling of boat.
dTimEnd: 2013-08-01T10:15:00+02:00
dTimStart: 2013-08-01T09:45:00+02:00
md: 92
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Picked up and made up splash zone joint and upper pup joint. Ran in hole with high pressure drilling riser from 92m MD to 109m MD.
dTimEnd: 2013-08-01T12:45:00+02:00
dTimStart: 2013-08-01T10:15:00+02:00
md: 109
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Changed to side door elevators for lifting tension joint.
dTimEnd: 2013-08-01T13:00:00+02:00
dTimStart: 2013-08-01T12:45:00+02:00
md: 109
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up riser tension joint. Ran in hole with high pressure drilling riser from 109m MD to 114m.
dTimEnd: 2013-08-01T15:30:00+02:00
dTimStart: 2013-08-01T13:00:00+02:00
md: 114
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Observed crack on flange protector. Cargo strapped cracked protector.
dTimEnd: 2013-08-01T16:15:00+02:00
dTimStart: 2013-08-01T15:30:00+02:00
md: 114
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued running in hole with high pressure drilling riser from 114m MD to 121m MD.
dTimEnd: 2013-08-01T17:00:00+02:00
dTimStart: 2013-08-01T16:15:00+02:00
md: 121
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed side door elevators. Installed auto elevators and rotating arm.
dTimEnd: 2013-08-01T17:15:00+02:00
dTimStart: 2013-08-01T17:00:00+02:00
md: 121
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up BOP joint with claxton NT2 running tool. Changed flange faces, cleaned and inserted gasket.
dTimEnd: 2013-08-01T20:30:00+02:00
dTimStart: 2013-08-01T17:15:00+02:00
md: 121
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up riser. Removed elevators and C-plate. Removed riser spider.
dTimEnd: 2013-08-01T21:45:00+02:00
dTimStart: 2013-08-01T20:30:00+02:00
md: 121
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed outer ring and master bushings.
dTimEnd: 2013-08-01T23:00:00+02:00
dTimStart: 2013-08-01T21:45:00+02:00
md: 121
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to land high pressure drilling riser.
dTimEnd: 2013-08-01T23:15:00+02:00
dTimStart: 2013-08-01T23:00:00+02:00
md: 121
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up x-over and 1 stand of drill pipe. Made up same to claxton running tool. 

Meanwhile: ROV removed debris cap from well head.
dTimEnd: 2013-08-01T23:45:00+02:00
dTimStart: 2013-08-01T23:15:00+02:00
md: 121
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran in with riser from 121m MD to above riser guide funnel at 136m.
dTimEnd: 2013-08-02T00:00:00+02:00
dTimStart: 2013-08-01T23:45:00+02:00
md: 121
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: