Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2016-09-24T00:00:00+02:00 to 2016-09-25T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-25T00:00:00+02:00
dTimDiaHoleStart: 2016-09-18T05:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Cut 9 5/8in casing
- Mill 10 3/4in subsea casing hanger
- Pull 10 3/4in casing to X-over, L/D same
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 7
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - POOH w/ spear
- Retrieved MS-T seal assy
- Cut 10 3/4in tieback casing
- RIH w/ spear and pulled 10 3/4in tieback casing
- Released and retrieved tieback adapter
- Punched below 10 3/4in subsea casing hanger and ventilated annulus
- M/U and RIH w/ cutter BHA to cut 9 5/8in casing
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to POOH w/ spear BHA (run#11) on 5,5in  DP from 436 m to 40 m . Avgerage tripping speed 800 m/hour
dTimEnd: 2016-09-24T00:30:00+02:00
dTimStart: 2016-09-24T00:00:00+02:00
md: 40
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Pulled spear on surface. Inspected and R/B in derrick same
dTimEnd: 2016-09-24T01:00:00+02:00
dTimStart: 2016-09-24T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed DP slips and installed master bushing
dTimEnd: 2016-09-24T01:15:00+02:00
dTimStart: 2016-09-24T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U jetting tool and RIH to 20.6m
dTimEnd: 2016-09-24T01:45:00+02:00
dTimStart: 2016-09-24T01:15:00+02:00
md: 20
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Troubleshoot pump control, unable to control mud pumps from rig floor due to PLC issue. Meanwhile carried out TBT for running  pump local for jetting wellhead
dTimEnd: 2016-09-24T02:15:00+02:00
dTimStart: 2016-09-24T01:45:00+02:00
md: 20
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Washed wellhead w/ 1500 l/min - 28 bar , 1360 strokes pumped
dTimEnd: 2016-09-24T02:30:00+02:00
dTimStart: 2016-09-24T02:15:00+02:00
md: 20
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH and L/D jetting tool
dTimEnd: 2016-09-24T02:45:00+02:00
dTimStart: 2016-09-24T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U MS-T seal retrieval tool and tested same
dTimEnd: 2016-09-24T04:00:00+02:00
dTimStart: 2016-09-24T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH to 20.1m and engaged MS-T seal retrieval tool. Pulled seal free with 110t overpull
dTimEnd: 2016-09-24T05:00:00+02:00
dTimStart: 2016-09-24T04:00:00+02:00
md: 20
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH from 20m and L/D MS-T seal and retrieval tool
dTimEnd: 2016-09-24T05:15:00+02:00
dTimStart: 2016-09-24T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U 10 3/4in cutter BHA (run#13)
dTimEnd: 2016-09-24T05:45:00+02:00
dTimStart: 2016-09-24T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: RIH w/ 10 3/4in cutter BHA (run#13) on 5,5in  DP to 127 m cutting depth
dTimEnd: 2016-09-24T06:15:00+02:00
dTimStart: 2016-09-24T05:45:00+02:00
md: 127
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Recorded parameters: 600 l/min - 125 bar, 400 l/min - 50 bar, 300 l/min - 25 bar, up/down weights 73t/69t
dTimEnd: 2016-09-24T06:30:00+02:00
dTimStart: 2016-09-24T06:15:00+02:00
md: 127
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Cut 10 3/4in tieback casing at 127m  400-600 l/min, 35-50 bar, 3-7 kNm
dTimEnd: 2016-09-24T07:00:00+02:00
dTimStart: 2016-09-24T06:30:00+02:00
md: 127
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH w/ 10 3/4in cutter BHA (run#13) on 5,5in DP, Inspected knives, ok, L/D BHA
dTimEnd: 2016-09-24T07:30:00+02:00
dTimStart: 2016-09-24T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: P/U spear BHA (run#14), inspected same
dTimEnd: 2016-09-24T07:45:00+02:00
dTimStart: 2016-09-24T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ spear BHA and engaged spear in tieback casing. Pulled fish to surface
dTimEnd: 2016-09-24T08:00:00+02:00
dTimStart: 2016-09-24T07:45:00+02:00
md: 107
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to R/U casing tong
dTimEnd: 2016-09-24T08:15:00+02:00
dTimStart: 2016-09-24T08:00:00+02:00
md: 107
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Released spear from tieback casing fish. R/B spear in derrick
dTimEnd: 2016-09-24T08:30:00+02:00
dTimStart: 2016-09-24T08:15:00+02:00
md: 107
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U casing handling equipment
dTimEnd: 2016-09-24T09:45:00+02:00
dTimStart: 2016-09-24T08:30:00+02:00
md: 107
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to pull and L/D 10 3/4in casing
dTimEnd: 2016-09-24T10:00:00+02:00
dTimStart: 2016-09-24T09:45:00+02:00
md: 107
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH with 10 3/4in tieback casing from 107 m to 0 m
dTimEnd: 2016-09-24T12:15:00+02:00
dTimStart: 2016-09-24T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: R/D 10 3/4in casing handling equipment
dTimEnd: 2016-09-24T13:00:00+02:00
dTimStart: 2016-09-24T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Changed to left hand saver sub on TDS
dTimEnd: 2016-09-24T14:15:00+02:00
dTimStart: 2016-09-24T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U left hand torque tool with jet sub below (run#15). M/U torque to 67kNm, RIH same on left hand drill pipe from surface to 140m
dTimEnd: 2016-09-24T15:15:00+02:00
dTimStart: 2016-09-24T14:15:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U TDS to string and washed tieback adapter area w/ 1500 l/min - 12 bar
dTimEnd: 2016-09-24T15:30:00+02:00
dTimStart: 2016-09-24T15:15:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Engaged and released tieback adapter w/ 15 kNm
dTimEnd: 2016-09-24T16:00:00+02:00
dTimStart: 2016-09-24T15:30:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ left hand drill pipe from 140m to surface
dTimEnd: 2016-09-24T16:15:00+02:00
dTimStart: 2016-09-24T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed left hand saver sub
dTimEnd: 2016-09-24T16:45:00+02:00
dTimStart: 2016-09-24T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/D torque tool
dTimEnd: 2016-09-24T17:00:00+02:00
dTimStart: 2016-09-24T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U spear BHA (run#16)
dTimEnd: 2016-09-24T17:15:00+02:00
dTimStart: 2016-09-24T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U saver sub to TDS
dTimEnd: 2016-09-24T17:45:00+02:00
dTimStart: 2016-09-24T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ spear to 129m, engage spear to tieback adapter fish
dTimEnd: 2016-09-24T18:00:00+02:00
dTimStart: 2016-09-24T17:45:00+02:00
md: 129
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH slowly w/ fish on spear to surface
dTimEnd: 2016-09-24T18:30:00+02:00
dTimStart: 2016-09-24T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Released spear and L/D tieback adapter fish
dTimEnd: 2016-09-24T19:00:00+02:00
dTimStart: 2016-09-24T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/B spear BHA in the derrick. Meanwhile started step rate testing on F-4 well w/ cement unit
dTimEnd: 2016-09-24T19:15:00+02:00
dTimStart: 2016-09-24T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to handle perforation guns. Meanwhile changed handling gear
dTimEnd: 2016-09-24T19:30:00+02:00
dTimStart: 2016-09-24T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: P/U and RIH with perforation guns to 12m (run#17)
dTimEnd: 2016-09-24T20:00:00+02:00
dTimStart: 2016-09-24T19:30:00+02:00
md: 12
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: P/U wild single, 2x X-overs and firing head, M/U same
dTimEnd: 2016-09-24T20:30:00+02:00
dTimStart: 2016-09-24T20:00:00+02:00
md: 24
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ perforation BHA to 145m bottom shot depth
dTimEnd: 2016-09-24T20:45:00+02:00
dTimStart: 2016-09-24T20:30:00+02:00
md: 145
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Closed UPR, opened choke. Applied 10 bar on IBOP. Opened IBOP to confirm line up. Filled string. Opened UPR, Broke off TDS and dropped 1 3/8 ball in string. M/U TDS. Closed UPR and opened choke. Fired guns with 160 l/min - 137 bar. Top shot at 142m, bottom shot at 145m. Continued to circulate w/ 160l/min - 2 bar. No gas observed in returns
dTimEnd: 2016-09-24T21:15:00+02:00
dTimStart: 2016-09-24T20:45:00+02:00
md: 145
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Increased pump rate to 1000l/min -12 bar. Observed only water in returns. Circulated 1x BU, gas reading close to 0ppm in fluid and no readings in air. Stoped pumps
dTimEnd: 2016-09-24T21:45:00+02:00
dTimStart: 2016-09-24T21:15:00+02:00
md: 145
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min through choke, stable. Meanwhile finished pumpin step rate insection test on F-4 well
dTimEnd: 2016-09-24T22:00:00+02:00
dTimStart: 2016-09-24T21:45:00+02:00
md: 145
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: POOH w/ perforation BHA (run#17) from 145m to 28m
dTimEnd: 2016-09-24T22:15:00+02:00
dTimStart: 2016-09-24T22:00:00+02:00
md: 28
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: L/D perforation BHA (run#17). All shots fired
dTimEnd: 2016-09-24T22:45:00+02:00
dTimStart: 2016-09-24T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to P/U 9 5/8in casing cutter BHA (run#18)
dTimEnd: 2016-09-24T23:00:00+02:00
dTimStart: 2016-09-24T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: P/U 9 5/8in casing cutter BHA (run#18)
dTimEnd: 2016-09-24T23:15:00+02:00
dTimStart: 2016-09-24T23:00:00+02:00
md: 10
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: RIH w/ 9 5/8in casing cutter BHA (run#18) to 805m. Average tripping speed 1070m/hour
dTimEnd: 2016-09-25T00:00:00+02:00
dTimStart: 2016-09-24T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
Lithology and shows: