Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-11-02T00:00:00+01:00 to 2013-11-03T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 10.3
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-11-03T00:00:00+01:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pressure test riser connection.
Install tensioner system.
Nipple up BOP.

hpht: 0
md: 2637
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 75
ropCurrent: -999.99
sum24Hr: Waited on weather to run HPDR.
Ran and landed HPDR.
Locked TBC and performed overpull test.

tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-11-02T22:00:00+01:00
density: 1.21
locationSample: Active pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
dTim: 2013-11-02T17:00:00+01:00
density: 1.24
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather to run HPDR.

Meanwhile:
Performed planned maintenance and general housekeeping.
At 03:00 hrs informed Production to shut down according to yellow SIMOPS procedure.
dTimEnd: 2013-11-02T03:45:00+01:00
dTimStart: 2013-11-02T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to run HPDR.

Meanwhile:
Performed pre-job meeting prior to run HPDR.
dTimEnd: 2013-11-02T04:00:00+01:00
dTimStart: 2013-11-02T03:45:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Installed fairings on connection between intermediate joint #4 and #7.
Picked up and tailed in intermediate joints #3 and #6 (double). 
Prepared seal faces on joint connection and made up same.
Tested connection.
dTimEnd: 2013-11-02T06:00:00+01:00
dTimStart: 2013-11-02T04:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Waited on weather prior to run through splash zone with riser.

Meanwhile:
Performed planned maintenance and general housekeeping.
Held pre-job meeting prior to run riser through splash zone.
dTimEnd: 2013-11-02T08:15:00+01:00
dTimStart: 2013-11-02T06:00:00+01:00
md: 50
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Ran through splash zone with HPDR from 50 m to 79 m.
dTimEnd: 2013-11-02T08:30:00+01:00
dTimStart: 2013-11-02T08:15:00+01:00
md: 79
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up and tailed in intermediate joint #4 and upper pup joint (double). 
Prepared seal faces on joint connection and made up same.
Tested connection and ran in sea with HPDR from 79 m to 103 m.
dTimEnd: 2013-11-02T10:15:00+01:00
dTimStart: 2013-11-02T08:30:00+01:00
md: 103
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior changing of elevators.
dTimEnd: 2013-11-02T10:30:00+01:00
dTimStart: 2013-11-02T10:15:00+01:00
md: 103
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed to side door elevators for lifting tension joint.
dTimEnd: 2013-11-02T11:00:00+01:00
dTimStart: 2013-11-02T10:30:00+01:00
md: 103
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up and tailed in tension joint.
Prepared seal faces on joint connection and made up same.
Tested connection and ran in sea with HPDR from 103 to 121 m.
dTimEnd: 2013-11-02T13:15:00+01:00
dTimStart: 2013-11-02T11:00:00+01:00
md: 121
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed side door elevators and installed 5 1/2" DP elevators.
dTimEnd: 2013-11-02T13:30:00+01:00
dTimStart: 2013-11-02T13:15:00+01:00
md: 121
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up and tailed in BOP joint with Claxton NT2 running tool. 
Prepared seal faces on joint connection and made up same.
Tested connection.
Ran BOP joint and Claxton tool through rotary.
dTimEnd: 2013-11-02T16:00:00+01:00
dTimStart: 2013-11-02T13:30:00+01:00
md: 127
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Made up X-over and stand of 5 1/2" DP to Claxton tool handling pup.

Meanwhile:
ROV removed debris cap from wellhead and installed VX ring gasket.
dTimEnd: 2013-11-02T16:30:00+01:00
dTimStart: 2013-11-02T16:00:00+01:00
md: 127
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to landing riser / TBC.
dTimEnd: 2013-11-02T16:45:00+01:00
dTimStart: 2013-11-02T16:30:00+01:00
md: 127
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Ran in sea with HPDR from 127 m to 137 m.
Entered riser guide funnel and continued running down to top of wellhead.
dTimEnd: 2013-11-02T17:15:00+01:00
dTimStart: 2013-11-02T16:45:00+01:00
md: 137
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Released riser guide funnel and parked same on seabed.
dTimEnd: 2013-11-02T18:15:00+01:00
dTimStart: 2013-11-02T17:15:00+01:00
md: 137
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered hotstab connector to seabed using 6 ton winch.
ROV removed dummy hotstab and installed hotstab in TBC.
Switched connector valves to run position.
dTimEnd: 2013-11-02T19:15:00+01:00
dTimStart: 2013-11-02T18:15:00+01:00
md: 138
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Landed riser and TBC, sat down 20 Ton weight.
Closed connector by applying 3000 psi, observed indicator rods shifting to closed position.
dTimEnd: 2013-11-02T20:15:00+01:00
dTimStart: 2013-11-02T19:15:00+01:00
md: 138
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed 30 Ton overpull test on TBC, ok.
dTimEnd: 2013-11-02T20:30:00+01:00
dTimStart: 2013-11-02T20:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Retrieved hotstab connector and 10 Ton guide wire.
Released 6 Ton guide wire and recovered same.
dTimEnd: 2013-11-02T21:15:00+01:00
dTimStart: 2013-11-02T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held pre-job meeting.
dTimEnd: 2013-11-02T21:30:00+01:00
dTimStart: 2013-11-02T21:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed well head deck hatches on well F-10 and F-15.
Erected scaffolding around riser in moonpool.
Rigged up horizontal tensioner system on HPDR in moonpool to minimize movement due to heavy sea.
dTimEnd: 2013-11-03T00:00:00+01:00
dTimStart: 2013-11-02T21:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: