Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-10-18T00:00:00+02:00 to 2008-10-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-10-19T00:00:00+02:00
dTimDiaHoleStart: 2008-10-12T22:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr:  Complete RD and pack WL.
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 14
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Continued water injection F-5 to satisfactory result. Started to RD WL. Hand F-5 back to production.


tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued water injection in F-5. 8700m³/day 160 bars.

Parallel activity: Prepared equipment/scaffolding for hoisting up in derrick. Hoisted and erected scaffolding in derrick around FWD PRS at upper drive.

dTimEnd: 2008-10-18T06:00:00+02:00
dTimStart: 2008-10-18T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued water injection in F-5. 
Meanwhile: Pressure tested CRI hose to 200 bar/10 min.

dTimEnd: 2008-10-18T17:30:00+02:00
dTimStart: 2008-10-18T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Production prepared well prior to RD WL, due to low WHP, function tested DHSV. Meanwhile held tool box talk prior to commence RD WL. 

dTimEnd: 2008-10-18T20:30:00+02:00
dTimStart: 2008-10-18T17:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Started to RD WL. Cut wire and laid down Cable head and Cal-B. Spooled back wire to the WL winch. RD GIH and Lubricator.
dTimEnd: 2008-10-19T00:00:00+02:00
dTimStart: 2008-10-18T20:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: