Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2007-11-06T00:00:00+01:00 to 2007-11-07T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: .6
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-11-07T00:00:00+01:00
dTimDiaHoleStart: 2007-11-06T22:45:00+01:00
diaHole: 36
distDrill: 3.5
elevKelly: 0
fixedRig: false
forecast24Hr: Drill 36" hole from 193 m  to 204 m MD. Circulate well clean and displace to 1.40 sg bentonite mud. POOH and RB 36" HO BHA. MU and RIH 30" conductor. Install UWG top-up system on upper 35 m. RU C-plate and MU cement stinger and CART.
hpht: 0
md: 149.2
mdDiaHoleStart: 145.7
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 2
ropCurrent: -999.99
strengthForm: 0
sum24Hr: WOW. Changed wash pipe. Racked CART std. MU and RIH with 36" HO BHA to 143 m. Stung into funnel assisted by ROV. Tagged sea btm and drilled 36" hole from 145.7 m to 193 m MD using SW and hi-vis pills.
tightWell: 0
tvd: 149.2
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-11-06T21:01:00+01:00
density: 1.05
locationSample: Reserve pit
md: -999.99
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 111
yp: -999.99
dTim: 2007-11-06T21:00:00+01:00
density: 1.4
locationSample: Reserve pit
md: -999.99
mudClass: oil based
presBopRating: 0
pv: 30
type: OBM-Standard
visFunnel: -999.99
yp: 10.5
Pore pressure:
dTim: 2007-11-07T00:00:00+01:00
equivalentMudWeight: 1.03
md: 205
readingKind: estimated
Survey stations:
Activities:
comments: LD 8 1/4" DC stand and jar.
dTimEnd: 2007-11-06T01:00:00+01:00
dTimStart: 2007-11-06T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: WOW due to noe crane operation. Wind 45-50 knop, with gust up to 65 knop.
dTimEnd: 2007-11-06T06:00:00+01:00
dTimStart: 2007-11-06T01:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW due to noe crane operation. Wind 40-45 knop, with gusts up to 60 knop.

Meanwhile changed oil in TDS, adjusted fingerboard for CART stand, cleaned pits and carried on with rig maintenance.
dTimEnd: 2007-11-06T10:00:00+01:00
dTimStart: 2007-11-06T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Changed wash pipe and serviced TDS.
dTimEnd: 2007-11-06T13:00:00+01:00
dTimStart: 2007-11-06T10:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: PU CART and MU to stand. RB in derrick.
dTimEnd: 2007-11-06T15:00:00+01:00
dTimStart: 2007-11-06T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: PU 36" HO assembly. Removed master bushing and outer ring. RIH with 36" HO assembly to 9 m and re-instated outer ring and bushing. MU and RIH with 36" HO BHA from 9 m to 63 m.
dTimEnd: 2007-11-06T19:15:00+01:00
dTimStart: 2007-11-06T15:00:00+01:00
md: 63
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed derrick inspection prior to spudding the hole. Special care were taken due to high winds of 40-50 knop.
dTimEnd: 2007-11-06T20:15:00+01:00
dTimStart: 2007-11-06T19:15:00+01:00
md: 63
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: MU and RIH with 36" HO BHA from 63 m to 93 m.
dTimEnd: 2007-11-06T21:15:00+01:00
dTimStart: 2007-11-06T20:15:00+01:00
md: 93
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Stopped RIH due to power syncronisation interference with production/prosessmodul.
dTimEnd: 2007-11-06T21:45:00+01:00
dTimStart: 2007-11-06T21:15:00+01:00
md: 93
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: MU 36" BHA from 93 m to 143 m. Stung into funnel assisted by ROV. Observed fill in funnel and below. ROV had black-out on camera as soon as 17 1/2" bit had entered funnel. ROV went to surface for repairs. Continued RIH slowly without pumps and with no rotation until positive tag at 145.7 m.
dTimEnd: 2007-11-06T22:45:00+01:00
dTimStart: 2007-11-06T21:45:00+01:00
md: 145.7
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Pumped SW at 550 lpm and washed down with no rotation to 148 m to allow centralizer drill bushing to land out in template guide-funnel.
dTimEnd: 2007-11-06T23:30:00+01:00
dTimStart: 2007-11-06T22:45:00+01:00
md: 148
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled 36" hole from 148 m to 150 m MD. Drilling parameters : Flow 550 lpm /  SPP 4-5 bar / 5 RPM / Torque 1-2 kNm / WOB  1 MT. Reamed hole to ensure landing of centralizer drill bushing in template guide-funnel.
dTimEnd: 2007-11-07T00:00:00+01:00
dTimStart: 2007-11-06T23:30:00+01:00
md: 150
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: