Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2007-11-21T00:00:00+01:00 to 2007-11-22T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-11-22T00:00:00+01:00
dTimDiaHoleStart: 2007-11-19T04:45:00+01:00
diaHole: 36
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Terminated drilling operation due to manning up for dedicated work in processing module. 

hpht: 0
md: 226
mdCsgLast: 220.6
mdDiaHoleStart: 144.2
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 4
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Released and retrieved CART. Terminated drilling operation due to manning up for dedicated work in processing module. 
tightWell: 0
tvd: 226
tvdCsgLast: 220.6
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
Pore pressure:
dTim: 2007-11-22T00:00:00+01:00
equivalentMudWeight: 1.03
md: 220
readingKind: estimated
Survey stations:
Activities:
comments: Continued waiting for cement to set. Meanwhile serviced AFT PRS. Repaired the auxiliary pump. Serviced the ROV.
dTimEnd: 2007-11-21T05:00:00+01:00
dTimStart: 2007-11-21T00:00:00+01:00
md: 220.6
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to release the CART. 

dTimEnd: 2007-11-21T05:15:00+01:00
dTimStart: 2007-11-21T05:00:00+01:00
md: 220.6
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Took digiquartz readings. Confirmed that conductor had not moved.
dTimEnd: 2007-11-21T05:30:00+01:00
dTimStart: 2007-11-21T05:15:00+01:00
md: 220.6
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued waiting for cement to set.
dTimEnd: 2007-11-21T06:00:00+01:00
dTimStart: 2007-11-21T05:30:00+01:00
md: 220.6
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Waited for cement to set. Meanwhile work on encode for aft PRS

dTimEnd: 2007-11-21T06:30:00+01:00
dTimStart: 2007-11-21T06:00:00+01:00
md: 220.6
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Took digiquartz readings. F-7 96128mm - F-15 96172mm = F-15 44mm deeper.
Slacked of weight to 79MT F-15 94mm deeper then F-7.

dTimEnd: 2007-11-21T07:00:00+01:00
dTimStart: 2007-11-21T06:30:00+01:00
md: 220.6
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Released CART tool. Broke out and laid out the side entry sub. Racked back one stand with two 2 5½" pups. Dropped one sponge ball and flushed landing string and inner string with sea water. Continued pull out with landing string. With CART in rotary removed 2" valve handle and inclinometer. Function tested CART.

dTimEnd: 2007-11-21T08:45:00+01:00
dTimStart: 2007-11-21T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Broke out X/O and racked back the CART tool in derrick. Laid out the aluminium inner string. Terminated drilling operation due to manning up for dedicated work in processing module. 

dTimEnd: 2007-11-21T09:30:00+01:00
dTimStart: 2007-11-21T08:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: