Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-07-01T00:00:00+02:00 to 2016-07-02T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: .7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-02T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - RIH w/ spear and fish 10 3/4 x 9 5/8 csg
- Pull 10 3/4 x 9 5/8 csg
hpht: 0
md: -999.99
mdCsgLast: 2507.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 17
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: None
tightWell: 0
tvdCsgLast: 2445.8
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Worked on preparing WL cutting equipment: built up WL tool string on pipe deck, prepared winch. Meanwhile picked up 10 3/4 cutter assy and broke off cutter, redressed knives on cutter for 9 5/8 casing. L/D same

dTimEnd: 2016-07-01T07:00:00+02:00
dTimStart: 2016-07-01T00:00:00+02:00
md: 2362
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: TBT before installing sheeves and picking up wireline string
dTimEnd: 2016-07-01T07:30:00+02:00
dTimStart: 2016-07-01T07:00:00+02:00
md: 2362
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: M/U tool string
dTimEnd: 2016-07-01T08:45:00+02:00
dTimStart: 2016-07-01T07:30:00+02:00
md: 2362
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Checked WL cutter tool string and positioned top sheave over drill string
dTimEnd: 2016-07-01T09:15:00+02:00
dTimStart: 2016-07-01T08:45:00+02:00
md: 2362
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: RIH w/ WL cutter from surface to cutting depth of 2346m. Correlated by CCL log
dTimEnd: 2016-07-01T11:00:00+02:00
dTimStart: 2016-07-01T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Applied 10 Ton overpull to drill string, 153T on Martin Decker. Set WL anchor. Cut csg. Took 7 min to make cut
dTimEnd: 2016-07-01T11:30:00+02:00
dTimStart: 2016-07-01T11:00:00+02:00
md: 2346
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Observed back flow from drill string
dTimEnd: 2016-07-01T12:00:00+02:00
dTimStart: 2016-07-01T11:30:00+02:00
md: 2346
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Released WL anchor. Set tool for POOH
dTimEnd: 2016-07-01T12:15:00+02:00
dTimStart: 2016-07-01T12:00:00+02:00
md: 2346
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: POOH w/ WL cutter from 2346 m to surface
dTimEnd: 2016-07-01T13:45:00+02:00
dTimStart: 2016-07-01T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: L/D WL tool string
dTimEnd: 2016-07-01T14:00:00+02:00
dTimStart: 2016-07-01T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Circulated BU @ 900 lpm, 7.5 bar, 1.1sg fluid in returns. Meanwhile R/D WL equipment. Changed master bushing to PS 21
dTimEnd: 2016-07-01T15:45:00+02:00
dTimStart: 2016-07-01T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Flow checked well. Static
dTimEnd: 2016-07-01T16:00:00+02:00
dTimStart: 2016-07-01T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: POOH w/ drill pipe from 2346m to 2320m L/D out 2 x singles
dTimEnd: 2016-07-01T16:15:00+02:00
dTimStart: 2016-07-01T16:00:00+02:00
md: 2320
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH w/ drill pipe from 2320m to 868m
dTimEnd: 2016-07-01T18:45:00+02:00
dTimStart: 2016-07-01T16:15:00+02:00
md: 868
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Repaired leak on aft PRS. Changed out burst hose on main arm
dTimEnd: 2016-07-01T23:00:00+02:00
dTimStart: 2016-07-01T18:45:00+02:00
md: 868
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: POOH 5 ½ DP to surface
dTimEnd: 2016-07-02T00:00:00+02:00
dTimStart: 2016-07-01T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
Lithology and shows: