Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-21T00:00:00+02:00 to 2013-06-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-06-22T00:00:00+02:00
dTimDiaHoleStart: 2013-06-21T21:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Make up claxton tool to riser.
Rig down cylinders and tension ring.
Pull high pressure drilling riser and lay out.
hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 25
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Pulled out of hole with cleanout string from 1512m MD.
Displaced riser to seawater.
Installed Safelock plug at 635m MD, and pressure tested same to 200 bar (from below) and 345 bar (from above).
Retrieved 10 3/4" wearbushing.
Installed lock down assembly.
Nippled down diverter and BOP.
tightWell: 0
tvd: 3258
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-06-21T21:00:00+02:00
density: 1.03
locationSample: Flowline
md: 4770
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
dTim: 2013-06-21T15:00:00+02:00
density: 1.32
locationSample: Reserve pit
md: 4770
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 13.5
Pore pressure:
Survey stations:
Activities:
comments: Pulled out of hole with cleanout string on 3 1/2" drill pipe from 1512m MD to 165m MD.
dTimEnd: 2013-06-21T03:30:00+02:00
dTimStart: 2013-06-21T00:00:00+02:00
md: 165
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Displaced surface lines and manifolds to seawater.
dTimEnd: 2013-06-21T04:30:00+02:00
dTimStart: 2013-06-21T03:30:00+02:00
md: 165
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Displaced riser to seawater from 165m MD with 2600 lpm and 59 bar.
dTimEnd: 2013-06-21T05:30:00+02:00
dTimStart: 2013-06-21T04:30:00+02:00
md: 165
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled out of hole with cleanout string on 3 1/2" drill pipe from 156m MD. Laid down well protector to cantilever.
dTimEnd: 2013-06-21T06:30:00+02:00
dTimStart: 2013-06-21T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed to 5 1/2" handling equipment. Cleaned and tidied rig floor.
dTimEnd: 2013-06-21T07:00:00+02:00
dTimStart: 2013-06-21T06:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to pick up and run Safelock plug.
dTimEnd: 2013-06-21T07:15:00+02:00
dTimStart: 2013-06-21T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Picked up and made up Safelock plug. Ran in hole with Safelock plug to 632m MD.
dTimEnd: 2013-06-21T09:15:00+02:00
dTimStart: 2013-06-21T07:15:00+02:00
md: 632
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Established circulation and washed the setting area with 1100 lpm and 4 bar. Installed Safelock plug at 635m MD. Top of plug at 631.6m MD.
dTimEnd: 2013-06-21T10:30:00+02:00
dTimStart: 2013-06-21T09:15:00+02:00
md: 632
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Lined up from cement unit and pressure tested Safelock plug from below to 200 bar for 10 minutes - ok. Pumped a total of 1128 liters, bled 1120 liters back.
dTimEnd: 2013-06-21T11:00:00+02:00
dTimStart: 2013-06-21T10:30:00+02:00
md: 632
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Closed ball valve and released Safelock running tool.
dTimEnd: 2013-06-21T11:30:00+02:00
dTimStart: 2013-06-21T11:00:00+02:00
md: 632
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Spotted 5m3 hi-visc pill on top of Safelock plug with 1800 lpm and 11 bar.
dTimEnd: 2013-06-21T12:00:00+02:00
dTimStart: 2013-06-21T11:30:00+02:00
md: 632
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pulled out of hole with Safelock running tool and laid out same to cantilever.
dTimEnd: 2013-06-21T13:00:00+02:00
dTimStart: 2013-06-21T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Lined up from cement unit and closed shear ram. Pressure tested Safelock plug from above to 345 bar for 10 minutes - ok. Pumped a total of 779 liters, bled 767 liters back. Opened shear ram.
dTimEnd: 2013-06-21T13:30:00+02:00
dTimStart: 2013-06-21T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Picked up and made up bullnose and wearbushing retrieval tool.
dTimEnd: 2013-06-21T14:00:00+02:00
dTimStart: 2013-06-21T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran in hole with wearbushing retrieval tool to 146m MD. Pulled wearbushing free with 46MT overpull.
dTimEnd: 2013-06-21T14:30:00+02:00
dTimStart: 2013-06-21T14:00:00+02:00
md: 146
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Racked back one stand and jetted wellhead with 1.03 sg brine at 2000 lpm and 20 bar.
dTimEnd: 2013-06-21T15:00:00+02:00
dTimStart: 2013-06-21T14:30:00+02:00
md: 138
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled out of hole with 10 3/4" wearbushing on 5 1/2" drill pipe. Laid out wearbushing to cantilever.
dTimEnd: 2013-06-21T17:00:00+02:00
dTimStart: 2013-06-21T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to picking up lockdown assembly.
dTimEnd: 2013-06-21T17:15:00+02:00
dTimStart: 2013-06-21T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up seal assembly lockdown assembly and ran in hole on 5 1/2" drill pipe to wellhead at 138m MD.
dTimEnd: 2013-06-21T18:00:00+02:00
dTimStart: 2013-06-21T17:15:00+02:00
md: 146
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up to perform pressure test from cement unit. Pressure set seal assembly lockdown assembly with 207 bar. Verified assembly set by applying 30MT overpull.
dTimEnd: 2013-06-21T20:30:00+02:00
dTimStart: 2013-06-21T18:00:00+02:00
md: 146
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled out of hole from 138m MD. Cleaned and tidied rig floor.
dTimEnd: 2013-06-21T21:00:00+02:00
dTimStart: 2013-06-21T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to start nippling down diverter and bell nipple.
dTimEnd: 2013-06-21T21:15:00+02:00
dTimStart: 2013-06-21T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Rigged up to pull diverter. Pulled diverter. Installed master bushings. Laid diverter out to cantilever. Prepared to pull bell nipple.
dTimEnd: 2013-06-22T00:00:00+02:00
dTimStart: 2013-06-21T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: