Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-08-15T00:00:00+02:00 to 2008-08-16T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-16T00:00:00+02:00
dTimDiaHoleStart: 2008-08-15T10:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 7" tubing from 1330 to 2303 m. MU TRSCSSV. Connect and leak test control line. RIH with 7" tubing and TRSCSSV CL until ready to tag PBR. Perform space out of tubing. Pull back and install space out joints/pups.
hpht: 0
md: 3792
mdCsgLast: 3790.1
mdDiaHoleStart: 3792
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 47
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: POOH and LD VBM plug. Pulled bowl protector. Prepared to run completion. MU and RIH with lower completion assemblies. RIH with 7" tubing from surface to 1330 m. 
tightWell: 0
tvd: 3247
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-08-15T16:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3793
mudClass: other
presBopRating: 345
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Held tool box meeting prior to retrieving VBM plug. MU VBM plug RT to 5 1/2" HWDP. Changed out master bushings for PS21 slips.
dTimEnd: 2008-08-15T01:00:00+02:00
dTimStart: 2008-08-15T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with VBM plug RT on 5 1/2" HWDP and 5 1/2" DP from surface to 632 m. Up weight 98 MR/down weight 93 MT/ 2.6 kNm at 10 rpm.
dTimEnd: 2008-08-15T03:30:00+02:00
dTimStart: 2008-08-15T01:00:00+02:00
md: 632
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Established parameters and circulated 2x btms up (20 m3) at 2000 lpm/10 bar to displace out hi-vis pill on top of plug according to program.
dTimEnd: 2008-08-15T04:30:00+02:00
dTimStart: 2008-08-15T03:30:00+02:00
md: 632
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with VBM plug on 5 1/2" DP from 632 m to 634.5 m. Attempted to latch on to and release VBM plug by applying 15-25 MT and washing above top of plug 200-2000 lpm /0.7 -9 bar between attempts. PU 2 m without observing any overpull after each attempt. Turned string 3 turns to aligne J-slot in RT. No sucess. A total of 10 attemps was made.
dTimEnd: 2008-08-15T05:30:00+02:00
dTimStart: 2008-08-15T04:30:00+02:00
md: 634.5
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Latched on to and release VBM plug by applying 20 MT and then PU to 10 MT up weight on plug to verify that RT was properly latched on plug. Reduced weight on plug to 2 MT and pressured up DP to 30 bar (66 ltrs pumped) . Rotated DP 3/4" turn RH to open ball valve. Pressure dropped from 30 bar to 4 bar. 

Rotated 15 turns RH to release plug. Pulled up to 632,5 m and waited 10 min to allow elements to fully retract. RIH to 636.5 m to ensure that plug was free.
dTimEnd: 2008-08-15T06:00:00+02:00
dTimStart: 2008-08-15T05:30:00+02:00
md: 632.5
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with VBM plug and RT on 5 1/2" DP from 632 m to OOH. Pulled PS21 slips, cleaned rig floor rotary and installed master bushings. LO VBM plug.

Meanwhile changed inserts in PS30 slips to fit 7" tubing, inspected PRS and load tested manrider.
dTimEnd: 2008-08-15T10:30:00+02:00
dTimStart: 2008-08-15T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: MU and RIH with secondary bowl protector pulling tool from surface to 20.5 m. Pulled secondary bowl protector from surface wellhead. POOH and LO RT.
dTimEnd: 2008-08-15T11:00:00+02:00
dTimStart: 2008-08-15T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk before RU csg equipment. RU Odfjell csg tong and prepared to run 7" tubing. Connected torque/turn computer. Prepared manual slips for running completion assemblies. Lifted in place BOT cable drum on port fwd setback area.
dTimEnd: 2008-08-15T13:30:00+02:00
dTimStart: 2008-08-15T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: MU and RIH with 7 1/2" seal stem with ratcheting mule shoe assembly. Function tested ratcheting mule shoe. MU and ran two 7"  tubing joints according to tally. MU and RIH 7" x 9 5/8" Granite production packer and one 7" tubing joint.
dTimEnd: 2008-08-15T16:00:00+02:00
dTimStart: 2008-08-15T13:30:00+02:00
md: 46
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing in stds from 46 m to 505 m. Running speed was 5-8 stds/hr.
dTimEnd: 2008-08-15T18:30:00+02:00
dTimStart: 2008-08-15T16:00:00+02:00
md: 505
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 505 m to 891 m. Running speed was 6-8 jnts/hr.
dTimEnd: 2008-08-16T00:00:00+02:00
dTimStart: 2008-08-15T18:30:00+02:00
md: 891
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: