Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-12T00:00:00+01:00 to 2013-12-13T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-13T00:00:00+01:00
dTimDiaHoleStart: 2013-12-09T08:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Cut and bewel riser tension joint.
Install multibowl and surface riser.
Nipple up BOP.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
mdStrengthForm: 3302
presTestType: formation integrity test
reportNo: 33
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Run and landed production riser.
Installed centralizers and tension system.

tightWell: 0
tvd: 3212.3
tvdCsgLast: 3212
tvdStrengthForm: 2848
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-12T21:00:00+01:00
density: 1.32
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 46
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11.5
Pore pressure:
Survey stations:
Activities:
comments: Made up bolted flange connection.
Pressure tested flange connection to 207 bar through test port, ok.
Installed fairings.
Lowered riser and landed same in riser spider. 
Installed hang off clamp.
dTimEnd: 2013-12-12T02:00:00+01:00
dTimStart: 2013-12-12T00:00:00+01:00
md: 102
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up pre-made 5 1/2" DP landing string to tension joint.
dTimEnd: 2013-12-12T02:30:00+01:00
dTimStart: 2013-12-12T02:00:00+01:00
md: 119
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to rigging down riser spider.
dTimEnd: 2013-12-12T02:45:00+01:00
dTimStart: 2013-12-12T02:30:00+01:00
md: 119
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed hang off clamp.
dTimEnd: 2013-12-12T03:00:00+01:00
dTimStart: 2013-12-12T02:45:00+01:00
md: 119
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged down riser spider and installed master bushings.
dTimEnd: 2013-12-12T04:00:00+01:00
dTimStart: 2013-12-12T03:00:00+01:00
md: 119
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to landing riser / tieback connector.
dTimEnd: 2013-12-12T04:15:00+01:00
dTimStart: 2013-12-12T04:00:00+01:00
md: 119
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered riser to approx. 0,2 meter above guide funnel.
Adjusted guide line wires.
Stabbed tieback connector into riser guide funnel on WH.
dTimEnd: 2013-12-12T04:30:00+01:00
dTimStart: 2013-12-12T04:15:00+01:00
md: 138
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed guide funnel.

At 04:45 hrs. informed Production to resume according to SIMOPS.
dTimEnd: 2013-12-12T05:45:00+01:00
dTimStart: 2013-12-12T04:30:00+01:00
md: 138
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered hot stab on guide wire.
Observed guide wire tangled around well F-5. Disconnected guide wire on template and untangled same.
Connected hot stab to TBC using ROV.

Meanwhile cleared and cleaned rigfloor.
dTimEnd: 2013-12-12T10:00:00+01:00
dTimStart: 2013-12-12T05:45:00+01:00
md: 138
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed off tieback connector on well head with 15 Ton.
Locked connector according to procedure, observed stroke indicator indicating TBC fully locked.
dTimEnd: 2013-12-12T10:30:00+01:00
dTimStart: 2013-12-12T10:00:00+01:00
md: 138
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Filled production riser and pressure tested same to 20 / 200 bar 5 / 10 minutes.
Pumped 540 liter.
Bled back 505 liter.
dTimEnd: 2013-12-12T12:15:00+01:00
dTimStart: 2013-12-12T10:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Flushed tieback connector control lines.
Sat all valves in lock position.
Recovered hot stab to surface.
dTimEnd: 2013-12-12T13:45:00+01:00
dTimStart: 2013-12-12T12:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Recovered guide line wires to surface.
dTimEnd: 2013-12-12T15:00:00+01:00
dTimStart: 2013-12-12T13:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to installation of moonpool hatches.
dTimEnd: 2013-12-12T15:15:00+01:00
dTimStart: 2013-12-12T15:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed F-15 hatches.
dTimEnd: 2013-12-12T16:15:00+01:00
dTimStart: 2013-12-12T15:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to installation of tensioner system.
dTimEnd: 2013-12-12T16:30:00+01:00
dTimStart: 2013-12-12T16:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed riser centralizers, tension ring and tension cylinders.

Meanwhile pressure tested BOP on stump to 20 / 345 bar - 5 / 10 minutes.
dTimEnd: 2013-12-13T00:00:00+01:00
dTimStart: 2013-12-12T16:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: