Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-03-03T00:00:00+01:00 to 2009-03-04T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-03-04T00:00:00+01:00
dTimDiaHoleStart: 2009-02-27T06:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdPlugTop: 3193
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 44
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: Commissioned XMT. Meanwhile tidied and cleaned in drilling areas. Performed general PM.
tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Commissioned XMT.

Meanwhile :
-Performed housekeeping and cleaning in drilling areas
-Changed wires and guards on monkeyboard tuggers
-Checked and greased drillfloor equipment
dTimEnd: 2009-03-03T06:00:00+01:00
dTimStart: 2009-03-03T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Commissioned XMT. Progress in commissioning delayed by faulty hook up of transmitters, el hook up not according to EX requirements, configuration of transmitter ranges (lack of correct tool) and wrong labeling in wellhead junction box.

Meanwhile :
-Performed houskeeping and cleaning in drilling areas
-Removed liners on mudpump#2 and checked studs
-Opened and cleaned skimmer tank
-Replaced handrails in derrick
-Performed maintenance of drilling subs
-Closed punch items from DROPS list and Synergi
dTimEnd: 2009-03-04T00:00:00+01:00
dTimStart: 2009-03-03T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: