Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-09T00:00:00+01:00 to 2014-03-10T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-10T00:00:00+01:00
dTimDiaHoleStart: 2014-03-03T18:15:00+01:00
diaHole: 12.25
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: M/U 8 1/2" RSS BHA.
RIH, perform choke drill and slip & cut.
Drill shoe track/rat hole and increase MW to 1,34 sg.
Drill 3m new formation and perform FIT to 1,60 sg EMW.
hpht: 0
md: 3056
mdCsgLast: 3047
mdDiaHoleStart: 2517
mdPlanned: -999.99
mdStrengthForm: 2517
presTestType: formation integrity test
reportNo: 17
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Repaired annular BOP and performed maintenance on drilling equipment.
Pressure tested BOP.
Installed wearbushing.
M/U 8 1/2" RSS BHA.
tightWell: 0
tvd: 2873.1
tvdCsgLast: 2868.3
tvdStrengthForm: 2454.8
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-09T22:00:00+01:00
density: 1.28
locationSample: Active pit
md: 3056
mudClass: oil based
presBopRating: 345
pv: 31
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8.5
dTim: 2014-03-09T14:00:00+01:00
density: 1.28
locationSample: Reserve pit
md: 3056
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: Removed annular top housing. Emptied annular from mud. Replaced seal in annular.
Meanwhile performed maintenance on drilling equipment.
dTimEnd: 2014-03-09T04:00:00+01:00
dTimStart: 2014-03-09T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Re-assembled annular.
Meanwhile performed maintenance on drilling equipment.
dTimEnd: 2014-03-09T07:00:00+01:00
dTimStart: 2014-03-09T04:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Installed slick joint and diverter.
dTimEnd: 2014-03-09T09:30:00+01:00
dTimStart: 2014-03-09T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for testing BOP.
dTimEnd: 2014-03-09T09:45:00+01:00
dTimStart: 2014-03-09T09:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Lined up and tested surface lines to 20/345 bar for 5/10 min. 

Meanwhile:
Performed maintenance on drilling equipment.
Load tested port side crane to 55 MT.
dTimEnd: 2014-03-09T10:30:00+01:00
dTimStart: 2014-03-09T09:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Tested BOP to 20/345 bar for 5/10 min against well. Function tested BOP. Tested kill and choke lines to 20/345 bar for 5/10 min.

Meanwhile:
Performed maintenance on drilling equipment.
Load tested port side crane to 55 MT.
dTimEnd: 2014-03-09T14:30:00+01:00
dTimStart: 2014-03-09T10:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Performed TBT for installing wear bushing.
dTimEnd: 2014-03-09T14:45:00+01:00
dTimStart: 2014-03-09T14:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: M/U jet sub and wear bushing RT. RIH with same. Jetted BOP/wellhead area. Landed wear bushing in wellhead.
dTimEnd: 2014-03-09T16:15:00+01:00
dTimStart: 2014-03-09T14:45:00+01:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: B/O 5 1/2" DP double and R/B same. Installed pup joint. Installed pumping sub and 5k hose on TDS. Lined up for pressure testing.
dTimEnd: 2014-03-09T16:45:00+01:00
dTimStart: 2014-03-09T16:15:00+01:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Tested BOP and surface equipment to 20 bar/ 5 min and 345 bar/ 10 min.
dTimEnd: 2014-03-09T19:15:00+01:00
dTimStart: 2014-03-09T16:45:00+01:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: R/D pump in sub and 5k hose.
dTimEnd: 2014-03-09T19:45:00+01:00
dTimStart: 2014-03-09T19:15:00+01:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: POOH with WB RT, re-set and L/O same. L/O jet sub assy.
dTimEnd: 2014-03-09T21:45:00+01:00
dTimStart: 2014-03-09T19:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor, inspected TDS for PDO and changed elevator inserts to 5".
dTimEnd: 2014-03-09T22:15:00+01:00
dTimStart: 2014-03-09T21:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for M/U 8 1/2" RSS BHA.
dTimEnd: 2014-03-09T22:30:00+01:00
dTimStart: 2014-03-09T22:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: P/U and M/U 8 1/2" RSS BHA modules as per Baker DD instructions.
dTimEnd: 2014-03-10T00:00:00+01:00
dTimStart: 2014-03-09T22:30:00+01:00
md: 25
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: