Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-06-07T00:00:00+02:00 to 2009-06-08T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-06-08T00:00:00+02:00
dTimDiaHoleStart: 2009-06-03T17:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 13 3/8" EZSV plug from 530m to setting depth, 1590m. Set plug at 1590m MD. POOH and L/D plug RT. M/U and RIH with 13 3/8" casing cutters to 1580m MD. Cut 13 3/8" casing according to Smith procedures. Verify cut indications, POOH, rack cutting assembly. 
hpht: 0
md: 2400
mdCsgLast: 3441
mdDiaHoleStart: 5331
mdPlanned: -999.99
mdStrengthForm: 3439
presTestType: formation integrity test
reportNo: 63
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: RIH with 9 5/8" EZSV plug from 715m to setting depth 2560m MD. Set and tested same to 165 bar, 10 min. Mixed, pumped and displaced 10,3m3 cement plug on top of 9 5/8" EZSV plug. POOH and L/D RT for 9 5/8" EZSV plug. M/U and RIH with 13 3/8" EZSV plug to 530m MD.
tightWell: 0
tvdCsgLast: 2654
tvdStrengthForm: 2654
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-06-07T22:00:00+02:00
density: 1.33
locationSample: Active pit
md: 2400
mudClass: oil based
presBopRating: 690
pv: 34
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
dTim: 2009-06-07T10:00:00+02:00
density: 1.33
locationSample: Active pit
md: 2400
mudClass: oil based
presBopRating: 690
pv: 34
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12.5
Pore pressure:
Survey stations:
Activities:
comments: Meeting about next operation. Decided to continue as per DOP and run EZSV plug. Meanwhile repaired leak on AFT iron roughneck and serviced TDS.

dTimEnd: 2009-06-07T01:30:00+02:00
dTimStart: 2009-06-07T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Prepared and made up 9 5/8"  EZSV plug to 3 1/2" DP.
dTimEnd: 2009-06-07T02:45:00+02:00
dTimStart: 2009-06-07T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: RIH with EZSV plug on 3 1/2" DP from surface to 347m MD.
dTimEnd: 2009-06-07T04:15:00+02:00
dTimStart: 2009-06-07T02:45:00+02:00
md: 347
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Changed from 3 1/2" to 5 1/2" DP handling equipment. Emptied trip tank. RIH with EZSV plug on 5 1/2" DP from 347m to 715m MD.
dTimEnd: 2009-06-07T06:00:00+02:00
dTimStart: 2009-06-07T04:15:00+02:00
md: 715
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" EZSV plug from 715m to 1118m MD.
dTimEnd: 2009-06-07T07:00:00+02:00
dTimStart: 2009-06-07T06:00:00+02:00
md: 1118
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Moved 17 stands of 5 1/2" DP, not wiped with sponge ballls.
dTimEnd: 2009-06-07T08:00:00+02:00
dTimStart: 2009-06-07T07:00:00+02:00
md: 1118
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" EZSV plug from 1118m to 2467m MD.
dTimEnd: 2009-06-07T11:00:00+02:00
dTimStart: 2009-06-07T08:00:00+02:00
md: 2467
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Broke circulation at 2467m MD, 110 l/min, 14 bar. Meanwhile moved rest 11 stands of 5 1/2" DP not flushed with sponge balls.
dTimEnd: 2009-06-07T11:30:00+02:00
dTimStart: 2009-06-07T11:00:00+02:00
md: 2467
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Flushed and verified line up from cement unit through TDS and BOP kill line for test of cement plug.
dTimEnd: 2009-06-07T12:00:00+02:00
dTimStart: 2009-06-07T11:30:00+02:00
md: 2467
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Attempted to test cement plug to 195 bar. Observed 10 bar drop in 10 min. Than drop increased.
dTimEnd: 2009-06-07T12:45:00+02:00
dTimStart: 2009-06-07T12:00:00+02:00
md: 2467
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Flushed lines, meanwhile function tested BOP.
dTimEnd: 2009-06-07T13:00:00+02:00
dTimStart: 2009-06-07T12:45:00+02:00
md: 2467
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" EZSV plug from 2467m to 2560m MD.
dTimEnd: 2009-06-07T14:30:00+02:00
dTimStart: 2009-06-07T13:00:00+02:00
md: 2560
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Set EZSV plug as per Halliburton procedures. Released from and pulled RT out of same.
dTimEnd: 2009-06-07T15:15:00+02:00
dTimStart: 2009-06-07T14:30:00+02:00
md: 2560
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Installed TIW and pump in sub, lined up to cement unit.
dTimEnd: 2009-06-07T15:30:00+02:00
dTimStart: 2009-06-07T15:15:00+02:00
md: 2555
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Verified line up, performed line test from cement unit, 200 bar, 10 min.
dTimEnd: 2009-06-07T16:15:00+02:00
dTimStart: 2009-06-07T15:30:00+02:00
md: 2555
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Pressure tested EZSV plug from above to 165 bar 10 min, OK.
dTimEnd: 2009-06-07T17:00:00+02:00
dTimStart: 2009-06-07T16:15:00+02:00
md: 2555
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Tool Box Talk prior to cement job.
dTimEnd: 2009-06-07T17:30:00+02:00
dTimStart: 2009-06-07T17:00:00+02:00
md: 2555
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: With cement unit, mixed and pumped 10,3m3 1,92 sg "G" cenent slurry, displaced to rigfloor with 892 ltr. drill water. With rig pumps, displaced cement with 23,1m3, 1057 strokes of 1,32 sg OBM. 1800 l/min. Reduced pump rate to 1000 l/min. after 18m3, 821 strokes.
dTimEnd: 2009-06-07T19:00:00+02:00
dTimStart: 2009-06-07T17:30:00+02:00
md: 2555
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: POOH from 2555m to 2300m MD, dropped 2 x sponge balls. Circulated 1,5 x string volume 33m3, 1505 strokes.
dTimEnd: 2009-06-07T20:30:00+02:00
dTimStart: 2009-06-07T19:00:00+02:00
md: 2300
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: POOH with EZSV RT from 2300m to 374m MD. Max. tripping speed 1200 m/hr.
dTimEnd: 2009-06-08T00:00:00+02:00
dTimStart: 2009-06-07T20:30:00+02:00
md: 347
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
Lithology and shows: