Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2008-03-15T00:00:00+01:00 to 2008-03-16T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
daysBehind: 7.4
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-03-16T00:00:00+01:00
dTimDiaHoleStart: 2008-03-14T07:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pressure test the well to 345 bars. Clean surface pits shakers and flowlines. Slip and cut drill line. POOH with clean out BHA's. MU and RIH with 9 5/8" GTV plug. Set GTV plug at +/-600mMDRT. Leak test from below to 375 bar. Leak test from above to 345 bar.
hpht: 0
md: 3510
mdCsgLast: 3508
mdDiaHoleStart: 3510
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 69
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Scraped 7"/9 5/8"/10 3/4" casing, dressed/polished 7" liner top. Conditioned the mud. Inflow tested the well. Pumped wash pills and displaced well to 1.03 sg NaCl until well was clean. 
tightWell: 0
tvd: 3138.8
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2008-03-15T14:00:00+01:00
density: 1.45
locationSample: Active pit
md: 3508
mudClass: oil based
presBopRating: 690
pv: 31
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8.5
dTim: 2008-03-15T18:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-03-16T00:00:00+01:00
equivalentMudWeight: 1.08
md: 3508
readingKind: measured
Survey stations:
Activities:
comments: Continued RIH with clean out assy. from 2080m to 2646m.
dTimEnd: 2008-03-15T01:15:00+01:00
dTimStart: 2008-03-15T00:00:00+01:00
md: 2646
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Circulated 50m³ OBM at 2100 lpm 295 bars. Took up/down weight zero/20 rpm. 144/123 MT - 137/129 MT.

dTimEnd: 2008-03-15T02:15:00+01:00
dTimStart: 2008-03-15T01:15:00+01:00
md: 2646
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Entered the 7" liner. Continued RIH with clean out assy. from 2646m to 2848m

dTimEnd: 2008-03-15T03:00:00+01:00
dTimStart: 2008-03-15T02:15:00+01:00
md: 2848
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Made up the 10 3/4" casing scraper assy.

dTimEnd: 2008-03-15T03:30:00+01:00
dTimStart: 2008-03-15T03:00:00+01:00
md: 2848
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued RIH with clean out assy. from 2857m to 3380m
dTimEnd: 2008-03-15T05:30:00+01:00
dTimStart: 2008-03-15T03:30:00+01:00
md: 3380
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Commenced to wash down from 3380m to 3420m. 40 rpm, 1000 lpm, 110 bars.
dTimEnd: 2008-03-15T06:00:00+01:00
dTimStart: 2008-03-15T05:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued RIH washing down from 3420m, tagged the PBR 1,5 m deep (at 2662,3 m) with 2 MT, with mule shoe at 3445m, and polished at 500 lpm, 40 bars and 13 kNm.

dTimEnd: 2008-03-15T07:30:00+01:00
dTimStart: 2008-03-15T06:00:00+01:00
md: 3445
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Scraped 7"/9 5/8"/10 3/4" casing, dressed/polished 7" liner top. Pulled back to 3435m, increased pump rate to 1960 lpm, 292 bars and conditioned mud.

dTimEnd: 2008-03-15T10:45:00+01:00
dTimStart: 2008-03-15T07:30:00+01:00
md: 3435
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Set the Well Commissioner as per SPS instruction. Up/down weight with out pumping 167/137 MT, RIH and set down 13 MT on PBR. Closed upper pipe rams and pressured up the Well Commissioner in steps to 70 bars and monitored. Simultaneously held tool box talk prior to perform inflow test of the 7" liner and liner lap.
Opened BOP. PU, relaxed well commisioner element.

dTimEnd: 2008-03-15T12:30:00+01:00
dTimStart: 2008-03-15T10:45:00+01:00
md: 3445
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Displaced choke & kill line to Base oil, then soap mix to fill lines.
dTimEnd: 2008-03-15T13:45:00+01:00
dTimStart: 2008-03-15T12:30:00+01:00
md: 3445
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pumped 26 m³ Base oil + STP volume with 320 lpm, final pump pressure 147 bars (first 5m³ pumped at ~1000 lpm to clean lines). Final static pressure equaled = 134 bars, monitored same for 30 min. Re-set packer with 13.5 MT. New up/down weight 153/125 MT. Lined up to cement unit and equalised pressure across IBOP.

dTimEnd: 2008-03-15T16:00:00+01:00
dTimStart: 2008-03-15T13:45:00+01:00
md: 3445
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Bled down the drill pipe pressure in stages to 10 bars prior to performing inflow test. 680 liters bled back. Inflow tested the 7" liner and liner lap. 

dTimEnd: 2008-03-15T18:00:00+01:00
dTimStart: 2008-03-15T16:00:00+01:00
md: 3445
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pressured up DP to 138 bars with cement unit to equalize pressure across the Well Commissioner, 633 litres pumped.

dTimEnd: 2008-03-15T18:30:00+01:00
dTimStart: 2008-03-15T18:00:00+01:00
md: 3445
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up 150 MT and let Well Commissioner relax. Picked up 6m. Equalized CMT unit and bled down CMT lines. Ran back in to 3444m.

dTimEnd: 2008-03-15T18:45:00+01:00
dTimStart: 2008-03-15T18:30:00+01:00
md: 3444
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Emptied trip tank.

dTimEnd: 2008-03-15T19:00:00+01:00
dTimStart: 2008-03-15T18:45:00+01:00
md: 3444
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to pumping the washing train.
dTimEnd: 2008-03-15T19:45:00+01:00
dTimStart: 2008-03-15T19:00:00+01:00
md: 3444
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pumped washing train as per Halliburton program: 10 m3 dope cleaner pill, 30 m3 hivis push pill, 15 m3 hivis soap pill, 10 m3 seawater, 15 m3 hivis soap pill, 3200 lpm, 300 bars. Chased wash train with 209m³ of completion fluid, 2200 lpm, 155 bars. Checked packer fluid after displacement: < 0.01% solids.
dTimEnd: 2008-03-16T00:00:00+01:00
dTimStart: 2008-03-15T19:45:00+01:00
md: 3444
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: