Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-26T00:00:00+02:00 to 2013-09-27T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-27T00:00:00+02:00
dTimDiaHoleStart: 2013-09-26T07:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with EVO plug.
Pressure test production packer.
Retrieve tubing hanger RT.
Install BPV plug.
Nipple down BOP.
Install XMT.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 28
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RIH with completion string to TOL.
Pulled back and installed space out pups.
Installed tubing hanger.
Landed and tested hanger.
Retrived EVO plug.
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-26T09:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Flow checked well for 10 min, ok.
dTimEnd: 2013-09-26T00:15:00+02:00
dTimStart: 2013-09-26T00:00:00+02:00
md: 2759
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 2759 m to 2958 m.
Average running speed 7,4 joints/hr.
dTimEnd: 2013-09-26T02:30:00+02:00
dTimStart: 2013-09-26T00:15:00+02:00
md: 2958
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Recorded up / down weights, 181 / 145 Ton.
Changed to 5 1/2" DP elevators.
Picked up landing string and made up to 7" tubing.
Removed automatic slips.
Installed masterbushings and manual slips.
dTimEnd: 2013-09-26T04:45:00+02:00
dTimStart: 2013-09-26T02:30:00+02:00
md: 2958
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to space out run.
RIH with 7" tubing from 2958 m to 2980 m
At 2980 m commenced washing down with at 200 liter/min, 4,6 bar
Stung into PBR at 2981 m, no pressure increase observed, stopped pumps.
Continued to RIH and sheared pins with 6,1 Ton down on PBR NO-GO ring.
Marked pipe and POOH to up weight + 0,80 meter.
dTimEnd: 2013-09-26T05:30:00+02:00
dTimStart: 2013-09-26T04:45:00+02:00
md: 2983
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: POOH with 5 1/2" DP landing string.
Changed to 7" elevator inserts.
Picked up and made up 3,0 meter space out pup.

dTimEnd: 2013-09-26T07:15:00+02:00
dTimStart: 2013-09-26T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up and made up tubing hanger to space out joint.
Landed tubing hanger in C-plate.
Broke out TH handling tool.
Installed tubing hanger running tool and made up landing string.
Terminated and tested lines to 520 bar - 10 minutes, ok.
dTimEnd: 2013-09-26T12:00:00+02:00
dTimStart: 2013-09-26T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up landing joints to string.
RIH with hanger and landed same on 7" landing string.
Observed 1,32 meter stick up.
Verified correct hanger seal integrity by testing to 70 bar - 5 min through ports on
multi-bowl.
Engaged tubing hanger lock down ring.
Performed pull test to 15 Ton overpull, ok.
Meanwhile drained riser.
dTimEnd: 2013-09-26T13:45:00+02:00
dTimStart: 2013-09-26T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested liner hanger seal to 35 / 345 bar - 5 / 10 min.

dTimEnd: 2013-09-26T14:00:00+02:00
dTimStart: 2013-09-26T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up swedge and cement hose, tested same to 345 bar - 10 min.
dTimEnd: 2013-09-26T14:15:00+02:00
dTimStart: 2013-09-26T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested control lines to 570 bar - 10 minutes.
dTimEnd: 2013-09-26T14:30:00+02:00
dTimStart: 2013-09-26T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Dropped ball for setting packer.

dTimEnd: 2013-09-26T14:45:00+02:00
dTimStart: 2013-09-26T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Circulated ball down with 3500 liter/min, 29 bar, pressure increased to 70 bar at landing. 
Held 70 bar pressure for 5 min to check integrity of completion string.
dTimEnd: 2013-09-26T15:30:00+02:00
dTimStart: 2013-09-26T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Increased pressure to 275 bar and held same for 15 minutes to set packer. 
Meanwhile observed vent line on annulus A.
Observed leaking cap on swedge.
dTimEnd: 2013-09-26T16:00:00+02:00
dTimStart: 2013-09-26T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Bled off pressure and replaced gasket on leaking cap for swedge.
dTimEnd: 2013-09-26T16:30:00+02:00
dTimStart: 2013-09-26T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Pressure tested tubing to 345 bar - 30 minutes.
Bled pressure down to 280 bar. 
Closed DHSV.
Bled pressure down to 210 bar and performed low pressure inflow test, 70 bar, 30 min. 
Bled pressure down to 10 bar and performed high pressure inflow test, 280 bar, 10 min. 
Bled pressure back to 0 bar and opened DHSV.
dTimEnd: 2013-09-26T18:15:00+02:00
dTimStart: 2013-09-26T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up and tested connection from cement unit to A annulus. 
Performed pressure test of production packer though A annulus to 35 / 345 bar, 5 / 10 min.
dTimEnd: 2013-09-26T19:45:00+02:00
dTimStart: 2013-09-26T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to rig up and run wilreline.
dTimEnd: 2013-09-26T20:00:00+02:00
dTimStart: 2013-09-26T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Rigged up wireline sheaves and equipment. 
Made up wireline tool string.
dTimEnd: 2013-09-26T20:45:00+02:00
dTimStart: 2013-09-26T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with wireline tool string and retrieved EVO plug.
dTimEnd: 2013-09-27T00:00:00+02:00
dTimStart: 2013-09-26T20:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: