Daily Drilling Report
Well: NO 15/9-F-9
Report period: 2009-06-24T00:00:00+02:00 to 2009-06-25T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-09T00:00:00+01:00
dateDrillComplete: 2008-08-31
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-06-25T00:00:00+02:00
dTimDiaHoleStart: 2009-06-24T06:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pull 9 7/8" tubing with ESP and cable. Rig up to perform cement bond log.
hpht: 0
md: 1085
mdCsgLast: 1064
mdDiaHoleStart: 1085
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 1
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Well handed over from production. Removed flowline. Pulled spacer spool and tubing bonnet. Installed surface riser and diverter. RU and pulled 7 5/8" tubing with ESP and cable from 834 m to 746 m.
tightWell: 0
tvd: 1075.9
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Well handed over from production.
dTimEnd: 2009-06-24T06:30:00+02:00
dTimStart: 2009-06-24T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Performed pre job meeting with involved personnel. Prepared for and disconnected surface cable.
dTimEnd: 2009-06-24T09:30:00+02:00
dTimStart: 2009-06-24T06:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Disconnected flow line and secured same on XMT deck.
dTimEnd: 2009-06-24T10:15:00+02:00
dTimStart: 2009-06-24T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Prepared for lifting of spacer spool.
dTimEnd: 2009-06-24T10:45:00+02:00
dTimStart: 2009-06-24T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Performed TBT prior to continue work on wellhead, crewchange.
dTimEnd: 2009-06-24T11:00:00+02:00
dTimStart: 2009-06-24T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Installed blank cap on flowline hose. Opened annulus inlet, tested port and ball valve and verified no pressure or hydrocarbons.
dTimEnd: 2009-06-24T12:15:00+02:00
dTimStart: 2009-06-24T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Performed TBT prior to dual lift operation of spacer spool.
dTimEnd: 2009-06-24T12:30:00+02:00
dTimStart: 2009-06-24T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Disconnected and lifted spacer spool and tubing bonnet with ball valve to drill floor. Used double lift slings for the lifting operation.
dTimEnd: 2009-06-24T15:15:00+02:00
dTimStart: 2009-06-24T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Installed masterbushing. Cleaned the pulled assembly, moved same to moonpool and laid down for inspection. Meanwhile inspected wellhead prior to picking up riser.
dTimEnd: 2009-06-24T16:30:00+02:00
dTimStart: 2009-06-24T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Held toolbox talk with all involved personnel.
dTimEnd: 2009-06-24T16:45:00+02:00
dTimStart: 2009-06-24T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Picked up riser. Removed master bushing and outer ring. Lowered riser and made up to wellhead.
dTimEnd: 2009-06-24T17:45:00+02:00
dTimStart: 2009-06-24T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Secured riser with BOP horizontal tension system in moonpool.
dTimEnd: 2009-06-24T18:15:00+02:00
dTimStart: 2009-06-24T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Held toolbox talk. Rigged up to install diverter.
dTimEnd: 2009-06-24T19:30:00+02:00
dTimStart: 2009-06-24T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Ran diverter and landed off on riser. Installed master bushings.
dTimEnd: 2009-06-24T20:30:00+02:00
dTimStart: 2009-06-24T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Held toolbox talk. Rigged up sheaves in derrick for ESP cables. Rigged down diverter handling equipment.
dTimEnd: 2009-06-24T23:15:00+02:00
dTimStart: 2009-06-24T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Rigged up 5 1/2" handling equipment.
dTimEnd: 2009-06-24T23:45:00+02:00
dTimStart: 2009-06-24T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Picked up and MU hanger running tool to landing string.
dTimEnd: 2009-06-25T00:00:00+02:00
dTimStart: 2009-06-24T23:45:00+02:00
md: 834
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
Lithology and shows: