Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-29T00:00:00+01:00 to 2013-12-30T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-30T00:00:00+01:00
dTimDiaHoleStart: 2013-12-15T23:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: L/O 3 1/2" DP while POOH.
L/D clean-up assy #1.
Retrieve bowl protector and jet multibowl.
R/U for completion.
RIH w/ 7" completion.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 45
ropCurrent: -999.99
sum24Hr: Circulated and conditioned mud.
Inflow tested 7" liner and liner top.
Pumped wash train and displaced well to 1,03 sg completion brine.
Pressure tested well to 345 bar/ 10 min.
POOH w/ clean-up BHA.
tightWell: 0
tvd: 3212.3
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-29T22:00:00+01:00
density: 1.32
md: 4685
mudClass: oil based
presBopRating: 345
pv: 38
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
Pore pressure:
Survey stations:
Activities:
comments: Circulated and conditioned mud w/ 3500 l/min, 278 - 250 bar. Rotated string with 90 rpm, 11-15 kNm. Circulated until even MW in/out.
dTimEnd: 2013-12-29T01:45:00+01:00
dTimStart: 2013-12-29T00:00:00+01:00
md: 4606
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up and cycled MFCTC tool into closed position.
dTimEnd: 2013-12-29T02:00:00+01:00
dTimStart: 2013-12-29T01:45:00+01:00
md: 4606
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Set the well commissioner. Lined up to pump down kill line. Closed BOP and pressure tested packer element with 70 bar. Unset well commissioner. Set MFCTC tool into closed position and verified same.
dTimEnd: 2013-12-29T03:00:00+01:00
dTimStart: 2013-12-29T02:00:00+01:00
md: 4606
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Flushed standpipe. Displaced string to base oil, 500 l/min, FCP 127 bar. Static pressure: 93 bar. Pumped 28,2 m3.
dTimEnd: 2013-12-29T04:00:00+01:00
dTimStart: 2013-12-29T03:00:00+01:00
md: 4606
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Monitored pressure and well on trip tank. Confirmed well stable with drillpipe pressure 92 bar.
dTimEnd: 2013-12-29T04:30:00+01:00
dTimStart: 2013-12-29T04:00:00+01:00
md: 4606
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Equalized pressure with the cement unit. 
Inflow tested well. Bled down in steps of 30 bar to 5 bar. Monitored pressure. Good test, 0,8 bar/ 30 min increase. 
Increased DP pressure back to 93 bar.
dTimEnd: 2013-12-29T06:30:00+01:00
dTimStart: 2013-12-29T04:30:00+01:00
md: 4606
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Unset well commisioner and allowed element to relax. Isolated cement unit and bled back on cement line.
dTimEnd: 2013-12-29T07:30:00+01:00
dTimStart: 2013-12-29T06:30:00+01:00
md: 4606
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Flushed remaining surface lines and c/k manifold. Cleaned slips and bell nipple.
dTimEnd: 2013-12-29T08:30:00+01:00
dTimStart: 2013-12-29T07:30:00+01:00
md: 4606
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed TBT prior to displacing well to completion brine.
dTimEnd: 2013-12-29T08:45:00+01:00
dTimStart: 2013-12-29T08:30:00+01:00
md: 4606
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Prepared pits for displacement, transfered OBM into holding tanks.
dTimEnd: 2013-12-29T09:45:00+01:00
dTimStart: 2013-12-29T08:45:00+01:00
md: 4606
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pumped wash train and 67 m3 of completion brine (7" liner volume + 200 m excess), 1800 - 1900 l/min, 246 - 260 bar.
dTimEnd: 2013-12-29T11:00:00+01:00
dTimStart: 2013-12-29T09:45:00+01:00
md: 4606
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Set down string w/ 15 t on PBR, opened MFCTC tool. Confirmed tool open w/ 500 l/min.
dTimEnd: 2013-12-29T11:15:00+01:00
dTimStart: 2013-12-29T11:00:00+01:00
md: 4607
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Displaced the well above TOL to completion brine with 4000 l/min, 165 - 144 bar, 60 rpm, 11-22 Nm.
dTimEnd: 2013-12-29T12:00:00+01:00
dTimStart: 2013-12-29T11:15:00+01:00
md: 4607
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Cycled MFCTC tool to closed position, allowed element to relax.
dTimEnd: 2013-12-29T12:30:00+01:00
dTimStart: 2013-12-29T12:00:00+01:00
md: 4607
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Closed BOP (MPR), lined up and pressure tested well to 345 bar/ 10 min. Pumped 2350 ltr, bled back same volume.
dTimEnd: 2013-12-29T13:45:00+01:00
dTimStart: 2013-12-29T12:30:00+01:00
md: 4606
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Flowchecked well for 30 min, well stable.
dTimEnd: 2013-12-29T14:15:00+01:00
dTimStart: 2013-12-29T13:45:00+01:00
md: 4606
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: POOH w/ clean-up BHA on 5 1/2" DP from 4606 m to 3172 m.  Avg. tripping speed 521 m/hr. Restricted speed to 1,5 min/stand until assembly out of 7" liner.
dTimEnd: 2013-12-29T17:00:00+01:00
dTimStart: 2013-12-29T14:15:00+01:00
md: 3172
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: POOH on 5 1/2" DP from 3172 m to 1472 m. Avg. tripping speed 850 m/hr.
dTimEnd: 2013-12-29T19:00:00+01:00
dTimStart: 2013-12-29T17:00:00+01:00
md: 1472
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Removed auto slips and installed master bushing.
dTimEnd: 2013-12-29T19:15:00+01:00
dTimStart: 2013-12-29T19:00:00+01:00
md: 1472
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: L/D clean-up assemblies #3 (Wellpatroler and MFCTC) and #4 (magnets).
dTimEnd: 2013-12-29T19:45:00+01:00
dTimStart: 2013-12-29T19:15:00+01:00
md: 1439
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed to 3 1/2" handling equipment.
dTimEnd: 2013-12-29T20:00:00+01:00
dTimStart: 2013-12-29T19:45:00+01:00
md: 1439
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: L/D clean-up assembly #2 (Wellcommissioner, drift, magnets, polish mill).
dTimEnd: 2013-12-29T20:15:00+01:00
dTimStart: 2013-12-29T20:00:00+01:00
md: 1430
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Installed roller assembly on HTS.
dTimEnd: 2013-12-29T20:45:00+01:00
dTimStart: 2013-12-29T20:15:00+01:00
md: 1430
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH 4 stands 3 1/2" DP from derrick from 1430 m to 1546 m.
dTimEnd: 2013-12-29T21:00:00+01:00
dTimStart: 2013-12-29T20:45:00+01:00
md: 1546
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: L/D singles while POOH w/ clean-up assembly #1 on 3 1/2" DP from 1546 m to 1001 m.  Avg. tripping speed 182 m/hr, 19 singles/hr.
dTimEnd: 2013-12-30T00:00:00+01:00
dTimStart: 2013-12-29T21:00:00+01:00
md: 1001
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: