Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-09T00:00:00+02:00 to 2008-06-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-10T00:00:00+02:00
dTimDiaHoleStart: 2008-06-09T13:00:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 8½" BHA. Drill out shoe + 3 new formation. Perform FIT. Drill 8½" hole section. 

hpht: 0
md: 2788
mdCsgLast: 2783.5
mdDiaHoleStart: 2788
mdPlanned: -999.99
mdStrengthForm: 2284
presTestType: leak off test
reportNo: 55
ropCurrent: -999.99
strengthForm: 1.67
sum24Hr: Retrieved RTTS plug at 349 m. Displaced well above RTTS plug to 1.30 SG OBM. M/U 8½" drilling BHA. RIH with 8½" drilling BHA from surface to 1722m.
tightWell: 0
tvd: 2728.4
tvdCsgLast: 2728.3
tvdStrengthForm: 2281
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-09T16:00:00+02:00
density: 1.31
locationSample: Active pit
md: 2788
mudClass: oil based
presBopRating: 690
pv: 22
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8.5
dTim: 2008-06-09T04:00:00+02:00
density: 1.31
locationSample: Active pit
md: 2788
mudClass: oil based
presBopRating: 690
pv: 22
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8.5
Pore pressure:
dTim: 2008-06-10T00:00:00+02:00
equivalentMudWeight: 1.03
md: 2788
readingKind: estimated
Survey stations:
Activities:
comments: POOH with HRT test tool and laid out same.

dTimEnd: 2008-06-09T00:30:00+02:00
dTimStart: 2008-06-09T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk and picked up and RIH with 10 3/4" MS-T seal assy RT. Landed out on 10 3/4" casing hanger. Locked RT into riser. Set seal assy by applying 4300 psi to setting function. Tested seal assy trough test port in multibowl to 345 bar/10 min.

dTimEnd: 2008-06-09T03:30:00+02:00
dTimStart: 2008-06-09T00:30:00+02:00
md: 20
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Released RT from Casing Hanger and POOH with RT. Laid out same.

dTimEnd: 2008-06-09T04:15:00+02:00
dTimStart: 2008-06-09T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk and picked up and RIH Bowl protector and landed of in surface wellhead. POOH RT, laid out same.

dTimEnd: 2008-06-09T05:15:00+02:00
dTimStart: 2008-06-09T04:15:00+02:00
md: 20.1
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and picked up RTTS pulling tool and made up same as per Halliburton procedure. Started RIH from surface to 10m.
dTimEnd: 2008-06-09T06:00:00+02:00
dTimStart: 2008-06-09T05:15:00+02:00
md: 10
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with RTTS pulling tool from 10m to 349m.

dTimEnd: 2008-06-09T07:00:00+02:00
dTimStart: 2008-06-09T06:00:00+02:00
md: 349
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box and displaced well above RTTS plug to 1.30 SG OBM.

dTimEnd: 2008-06-09T08:30:00+02:00
dTimStart: 2008-06-09T07:00:00+02:00
md: 349
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Took up/down weight 81/78 MT. Tagged RTTS plug, screwed into the RTTS with 5 rpm. Pressure increased with 2 bars when equalizing. Picked up 6 MT overpull and released the RTTS plug.

dTimEnd: 2008-06-09T09:00:00+02:00
dTimStart: 2008-06-09T08:30:00+02:00
md: 349
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk and POOH with RTTS plug from 349m to surface.

dTimEnd: 2008-06-09T11:30:00+02:00
dTimStart: 2008-06-09T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box and laid out RTTS plug.

dTimEnd: 2008-06-09T12:15:00+02:00
dTimStart: 2008-06-09T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with 4 std of HWDP and jetting sub.

dTimEnd: 2008-06-09T13:00:00+02:00
dTimStart: 2008-06-09T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor. Checked dies in PRS.

dTimEnd: 2008-06-09T13:30:00+02:00
dTimStart: 2008-06-09T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to pick up 8½" drilling BHA.

dTimEnd: 2008-06-09T13:45:00+02:00
dTimStart: 2008-06-09T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up and made up 8½" drilling BHA and RIH from surface to 81m.

dTimEnd: 2008-06-09T18:00:00+02:00
dTimStart: 2008-06-09T13:45:00+02:00
md: 81
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Laid out jar from derrick and picked up new jar. 

dTimEnd: 2008-06-09T18:30:00+02:00
dTimStart: 2008-06-09T18:00:00+02:00
md: 81
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Continued RIH with 8½" drilling BHA, from 81m to 138m

dTimEnd: 2008-06-09T21:00:00+02:00
dTimStart: 2008-06-09T18:30:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued RIH with 8½" drilling BHA on 5" DP, from 138m to 545m. Using the remote operated cleaning and greasing device for the DP. Trip tme 271m/hour.
dTimEnd: 2008-06-09T22:30:00+02:00
dTimStart: 2008-06-09T21:00:00+02:00
md: 545
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Tested out the MWD/LWD with 1600 lpm.
dTimEnd: 2008-06-09T23:00:00+02:00
dTimStart: 2008-06-09T22:30:00+02:00
md: 545
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed pit drill
dTimEnd: 2008-06-09T23:30:00+02:00
dTimStart: 2008-06-09T23:00:00+02:00
md: 545
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Started calibration of Schlumberger MWD block height.
dTimEnd: 2008-06-10T00:00:00+02:00
dTimStart: 2008-06-09T23:30:00+02:00
md: 545
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
Lithology and shows: