Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2012-01-27T00:00:00+01:00 to 2012-01-28T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2012-01-28T00:00:00+01:00
dTimDiaHoleStart: 2012-01-27T15:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Spot equipment.
hpht: 0
md: -999.99
mdCsgLast: 3695
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Spotted and hooked up equipment. Held prejob meetings.
tightWell: 0
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Received and spotted equipment in work area.
dTimEnd: 2012-01-27T16:00:00+01:00
dTimStart: 2012-01-27T15:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held prejob meeting with all involved personnel.
dTimEnd: 2012-01-27T17:00:00+01:00
dTimStart: 2012-01-27T16:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Spotted equipment in work area. Hooked up winch to power and F&G.
dTimEnd: 2012-01-27T19:00:00+01:00
dTimStart: 2012-01-27T17:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Spotted equipment in work area. Hooked up WellTec logging container to power and F&G. Prepared for testing of BOP.
dTimEnd: 2012-01-27T21:45:00+01:00
dTimStart: 2012-01-27T19:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held brief prior to testing of WL BOP.
dTimEnd: 2012-01-27T22:00:00+01:00
dTimStart: 2012-01-27T21:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Leak and function tested BOP to 20/180 bar for 5/10 min. Meanwhile pulled out all cables and hoses needed.
dTimEnd: 2012-01-28T00:00:00+01:00
dTimStart: 2012-01-27T22:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: