Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2007-07-11T00:00:00+02:00 to 2007-07-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
daysBehind: 6.7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-07-12T00:00:00+02:00
dTimDiaHoleStart: 2007-07-05T14:15:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 20" CSG, land of CSG and prepare to cmt same.
hpht: 0
md: 1369
mdCsgLast: 1357
mdDiaHoleStart: 258
mdPlanned: -999.99
mdStrengthForm: 251
presTestType: formation integrity test
reportNo: 29
ropCurrent: -999.99
strengthForm: 1.2
sum24Hr: POOH F/ 1002m to surface. Displaced well to 1.40 SG mud, 200 m³ at 870m top Utsira and 140 m³ SG mud at 415m. Rack back 26" BHA in derrick. Stabilizers covered w/ clay. R/U to run 20" CSG.
tightWell: 0
tvd: 1344
tvdCsgLast: 1333
tvdStrengthForm: 251
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-07-11T21:00:00+02:00
density: 1.05
locationSample: Reserve pit
md: 1369
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 150
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued circulate out 1.5 btms up w/ SW. 5500 lpm, 226 bars. 80 rpm. Rotated & reciprocated pipe F /1369m T/ 1355m.
dTimEnd: 2007-07-11T01:15:00+02:00
dTimStart: 2007-07-11T00:00:00+02:00
md: 1369
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Displaced 200 m³ 1.4 SG mud. 5478 lpm, 259 bars. 80 rpm.  Rotated & reciprocated pipe F/ 1369m T/ 1355m.
dTimEnd: 2007-07-11T02:00:00+02:00
dTimStart: 2007-07-11T01:15:00+02:00
md: 1369
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: POOH w/ 26" BHA. F/ 1369m T/ 1002m. Lubricated out due to over pull of 20 MT. F/ 1340m T/ 1303m and F/1102m T/1002. 442 lpm, 2.5 bars, 80 rpm, 8 - 20 KNm.
dTimEnd: 2007-07-11T06:00:00+02:00
dTimStart: 2007-07-11T02:00:00+02:00
md: 1002
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: POOH w/ 26" BHA. Lubricated  F/ 1002m T/ 870m. 442 lpm, 2.5 bars, 80 rpm, 8 - 20 KNm.
dTimEnd: 2007-07-11T07:00:00+02:00
dTimStart: 2007-07-11T06:00:00+02:00
md: 870
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Displaced hole to 200 m³ 1.40 SG mud above Utsira. 4500 lpm, 165 bars, 80 rpm, 3 - 7 KNm.
dTimEnd: 2007-07-11T08:45:00+02:00
dTimStart: 2007-07-11T07:00:00+02:00
md: 870
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Continued POOH F/ 870m T/ 415 m. Reamed back F/ 525 m T/ 415 m.  442 lpm, 2.5 bars, 80 rpm, 5 - 10 KNm.
dTimEnd: 2007-07-11T12:30:00+02:00
dTimStart: 2007-07-11T08:45:00+02:00
md: 415
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Displaced well to surface with 140 m³ 1.40 SG mud. 4500 lpm, 168 bars, 80 rpm, 0 - 5 KNm.
dTimEnd: 2007-07-11T13:45:00+02:00
dTimStart: 2007-07-11T12:30:00+02:00
md: 415
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Continued POOH F/ 415 m T/ 120 m. ROV observed well when pulling out of 30" housing.
dTimEnd: 2007-07-11T15:00:00+02:00
dTimStart: 2007-07-11T13:45:00+02:00
md: 120
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Held tool box meeting, racked back BHA in derrick. Stabilizers covered with clay.
dTimEnd: 2007-07-11T18:30:00+02:00
dTimStart: 2007-07-11T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Cleaned Rig Floor. Simultaneously transfered CTS funnel from F-12 to F-4.
dTimEnd: 2007-07-11T20:00:00+02:00
dTimStart: 2007-07-11T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Held tool box meeting prior to lower DCI frame from rig floor to below cellar deck.
dTimEnd: 2007-07-11T20:30:00+02:00
dTimStart: 2007-07-11T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Removed protector guides on tensioner and centralizer deck. Lowered CTI frame to scaffolding below cellar deck and secured same.
dTimEnd: 2007-07-11T21:45:00+02:00
dTimStart: 2007-07-11T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed PDM head to 20", Cleared rig floor.
dTimEnd: 2007-07-11T22:30:00+02:00
dTimStart: 2007-07-11T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box meeting prior to RU for CSG running.
dTimEnd: 2007-07-11T22:45:00+02:00
dTimStart: 2007-07-11T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/U for running 20" CSG. Changed bails, elevators.
dTimEnd: 2007-07-12T00:00:00+02:00
dTimStart: 2007-07-11T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: