Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-03-15T00:00:00+01:00 to 2013-03-16T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
daysBehind: 4.7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-03-16T00:00:00+01:00
dTimDiaHoleStart: 2013-03-07T19:00:00+01:00
diaHole: 36
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drill 26" hole.
hpht: 0
md: 208
mdCsgLast: 202.3
mdDiaHoleStart: 146
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 9
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Installed cuttings transport system (CTS) on 30" conductor housing. P/U and M/U 26" BHA and drilled out shoetrack and rat hole to TD to 208 m. R/U and ran wireline gyro survey. L/O 20" casing on cantilever deck.
Next 24hrs: Drill 26" hole.
tightWell: 0
tvd: 208
tvdCsgLast: 202
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2013-03-15T20:00:00+01:00
density: 1.03
locationSample: Active pit
md: 224
mudClass: water based
presBopRating: 345
pv: -999.99
type: Spud mud
visFunnel: 120
yp: -999.99
dTim: 2013-03-15T10:00:00+01:00
density: 1.4
locationSample: Reserve pit
md: 224
mudClass: water based
presBopRating: 345
pv: -999.99
type: Spud Mud
visFunnel: 100
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Run cuttings transport system (CTS) hose connected same to CTS funnel.

Meanwhile: Prepared for M/U 26" BHA.
dTimEnd: 2013-03-15T02:00:00+01:00
dTimStart: 2013-03-15T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Held pre-job safety meeting prior to picking up 26" BHA. P/U and M/U mud motor steerable BHA with OnTrak tool and 26" bit and RIH same to 26 m. 
Adjusted bend on mud motor housing to 1,00 deg.
dTimEnd: 2013-03-15T06:00:00+01:00
dTimStart: 2013-03-15T02:00:00+01:00
md: 26
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: P/U and M/U GyroTrak tool and BHA, RIH from 26 m to 103 m observing with ROV below splash zone.
dTimEnd: 2013-03-15T13:00:00+01:00
dTimStart: 2013-03-15T06:00:00+01:00
md: 103
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH 26" BHA on 5 1/2" HWDP from 103 m to 131 m. Observed by ROV.
dTimEnd: 2013-03-15T13:30:00+01:00
dTimStart: 2013-03-15T13:00:00+01:00
md: 131
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: ROV verified CTS operational.
dTimEnd: 2013-03-15T14:00:00+01:00
dTimStart: 2013-03-15T13:30:00+01:00
md: 131
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH 26" BHA on 5 1/2" HWDP from 131 m. Stabbed into CTS with ROV assistance and RIH to 145 m.

Meanwhile: P/U 20" casing from spud boat and L/O same on cantilever deck.
dTimEnd: 2013-03-15T14:30:00+01:00
dTimStart: 2013-03-15T14:00:00+01:00
md: 145
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: R/U wire line equipment prior to up coming Gyro single shot runs.
dTimEnd: 2013-03-15T16:30:00+01:00
dTimStart: 2013-03-15T14:30:00+01:00
md: 145
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH with 26" BHA on 5 1/2" HWDP from 145 m to 172 m. 

Meanwhile: P/U 20" casing from spud boat and L/O same on cantilever deck.

dTimEnd: 2013-03-15T17:00:00+01:00
dTimStart: 2013-03-15T16:30:00+01:00
md: 172
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Washed down from 172 m and tagged firm cement at 197 m with 4-5 MT, 40 rpm, 1-2 KNm, 3400 lpm, 85 bar.

dTimEnd: 2013-03-15T18:00:00+01:00
dTimStart: 2013-03-15T17:00:00+01:00
md: 197
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Established drilling parameters and drilled out shoetrack to 202 m, 40 rpm, 2-3 KNm, 4500 lpm, 130 bar, WOB 1-2 MT. Pumping regular hivis sweeps.

Meanwhile: Held toolbox talk with Wireline, Gyro, Deck personnel and crane driver regarding safe coordination of wireline operations and casing operations on canilever deck. P/U 20" casing from spud boat and L/O same on cantilever deck.
dTimEnd: 2013-03-15T19:30:00+01:00
dTimStart: 2013-03-15T18:00:00+01:00
md: 202
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled and cleaned out rathole in 1-2 m steps from 202 m to 208 m, 40 rpm, 1-2 KNm, 4400 lpm, 128 bar.

Meanwhile: P/U 20" casing from spud boat and L/O same on cantilever deck.

dTimEnd: 2013-03-15T21:30:00+01:00
dTimStart: 2013-03-15T19:30:00+01:00
md: 208
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Reamed rathole 3 times, 40 rpm, 1-2 KNm, 4400 lpm, 128 bar. No restriction or excess drag/ torque observed.

Meanwhile: P/U 20" casing from spud boat and L/O same on cantilever deck.
dTimEnd: 2013-03-15T22:30:00+01:00
dTimStart: 2013-03-15T21:30:00+01:00
md: 208
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Pulled through rat hole and shoetrack to 197 m and verified no restrictions, 0 rpm, 0 lpm.

Meanwhile: P/U 20" casing from spud boat and L/O same on cantilever deck. Held pre-job meeting prior to performing single shot Gyro run.
dTimEnd: 2013-03-15T23:00:00+01:00
dTimStart: 2013-03-15T22:30:00+01:00
md: 197
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Ran wireline gyro single shot survey.

Gyro Survey:
 (mRKB)      (deg.)
167.7    0.29
147.7    0.21
dTimEnd: 2013-03-16T00:00:00+01:00
dTimStart: 2013-03-15T23:00:00+01:00
md: 197
phase: fixed
proprietaryCode: drilling -- survey
state: ok
stateDetailActivity: success
Lithology and shows: