Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-31T00:00:00+02:00 to 2014-04-01T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-01T00:00:00+02:00
dTimDiaHoleStart: 2014-03-29T11:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Displace to drill water down to 145 m.
Run camera. Evaluate to brush Tieback Adapter and re-run camera.
Run 10 3/4" Tieback. M/U tieback Adapter. RIH with Adjustable sub setting tool. test Tieback.
RIH with MS-T seat tool.

hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 39
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Pulled 10 3/4" Tieback and L/D joints and pup joint. L/D Tieback Adapter.
Waited on equipment. 
RIH with Jetting assy and pumped HiVis pill and washed Tieback Adapter area. 
P/U BOP test tool and continued RIH. Landed test tool and performed BOP connector test to 345 bar. POOH.
P/U Tieback sleeve RT for "Dummy run" and RIH to 139 m. Landed and engaged 4 turns. Disengaged and POOH.
M/U Jetting assy and RIH to 121 m.
Waited on equipment.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-31T21:00:00+02:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Changed elevator for pulling 10 3/4" Tieback.
dTimEnd: 2014-03-31T00:30:00+02:00
dTimStart: 2014-03-31T00:00:00+02:00
md: 119
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Pulled and L/D 10 3/4" Tieback pups and joints.
dTimEnd: 2014-03-31T02:15:00+02:00
dTimStart: 2014-03-31T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Cleaned and cleared rig floor.
dTimEnd: 2014-03-31T02:45:00+02:00
dTimStart: 2014-03-31T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Waited for equipment.
Meanwhile performed maintenance. Serviced drilling equipment. Washed down in drilling areas.
dTimEnd: 2014-03-31T10:00:00+02:00
dTimStart: 2014-03-31T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Held TBT for rigging down casing equipment.
dTimEnd: 2014-03-31T10:15:00+02:00
dTimStart: 2014-03-31T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Rigged down casing handling equipment. Rigged up for running DP.
dTimEnd: 2014-03-31T11:00:00+02:00
dTimStart: 2014-03-31T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Deck crew on helideck: Waited on crane.
dTimEnd: 2014-03-31T11:15:00+02:00
dTimStart: 2014-03-31T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: M/U Jetting assy
dTimEnd: 2014-03-31T11:30:00+02:00
dTimStart: 2014-03-31T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with Jetting assy on 5 1/2" DP to 145 m.
dTimEnd: 2014-03-31T12:00:00+02:00
dTimStart: 2014-03-31T11:30:00+02:00
md: 145
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Waited while HiVis pill was prepared.
dTimEnd: 2014-03-31T12:45:00+02:00
dTimStart: 2014-03-31T12:00:00+02:00
md: 145
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Pumped 15 m3 1,03 SG HiVis pill and jetted Tieback Adapter area with 3000 LPM/27 bar and 10 RPM/2 kNm.
dTimEnd: 2014-03-31T13:30:00+02:00
dTimStart: 2014-03-31T12:45:00+02:00
md: 145
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: M/U BOP test tool and XO.
dTimEnd: 2014-03-31T14:00:00+02:00
dTimStart: 2014-03-31T13:30:00+02:00
md: 145
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with Jetting assy/BOP test tool on 5 1/2" DP from 145 to 178 m.
dTimEnd: 2014-03-31T14:15:00+02:00
dTimStart: 2014-03-31T14:00:00+02:00
md: 178
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Opened V/V on WH below test tool.
dTimEnd: 2014-03-31T14:30:00+02:00
dTimStart: 2014-03-31T14:15:00+02:00
md: 178
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Confirmed line-up and performed line test to 345 bar for 5 min.
dTimEnd: 2014-03-31T14:45:00+02:00
dTimStart: 2014-03-31T14:30:00+02:00
md: 178
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Tested BOP connector to 20/345 bar for 5/10 min.
dTimEnd: 2014-03-31T15:15:00+02:00
dTimStart: 2014-03-31T14:45:00+02:00
md: 178
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: POOH from 178 to 164 m.
B/O BOP test tool and XO.
dTimEnd: 2014-03-31T15:45:00+02:00
dTimStart: 2014-03-31T15:15:00+02:00
md: 164
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: POOH with Jetting assy on DP from 164 m to surface.
dTimEnd: 2014-03-31T16:00:00+02:00
dTimStart: 2014-03-31T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: B/O Jetting sub.
dTimEnd: 2014-03-31T16:15:00+02:00
dTimStart: 2014-03-31T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: M/U Tieback Sleeve running tool.
dTimEnd: 2014-03-31T16:30:00+02:00
dTimStart: 2014-03-31T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with Tieback sleeve RT on 5 1/2" DP to 139 m.
dTimEnd: 2014-03-31T17:00:00+02:00
dTimStart: 2014-03-31T16:30:00+02:00
md: 139
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Landed out. Engaged threads and made 4 turns at 2,5 kNm.
Made several attempts to catch last thread with torque up to 7 kNm.
dTimEnd: 2014-03-31T17:45:00+02:00
dTimStart: 2014-03-31T17:00:00+02:00
md: 139
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: POOH with Tieback sleeve RT on 5 1/2" DP from 139 m to surface.
L/D RT.
dTimEnd: 2014-03-31T18:15:00+02:00
dTimStart: 2014-03-31T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Cleaned and cleared rig floor.
dTimEnd: 2014-03-31T18:30:00+02:00
dTimStart: 2014-03-31T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: M/U Jetting assy and RIH on 5 1/2" DP to 121 m.
dTimEnd: 2014-03-31T19:00:00+02:00
dTimStart: 2014-03-31T18:30:00+02:00
md: 121
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Waited for equipment.
Meanwhile performed daily checks and washed down in shaker room and Pump room. Performed maintenance.
dTimEnd: 2014-04-01T00:00:00+02:00
dTimStart: 2014-03-31T19:00:00+02:00
md: 121
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
Lithology and shows: