Daily Drilling Report
Well: NO 15/9-F-7
Report period: 2015-02-08T00:00:00+01:00 to 2015-02-09T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-05-01T00:00:00+02:00
dateDrillComplete: 2007-10-04
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-02-09T00:00:00+01:00
dTimDiaHoleStart: 2015-02-08T19:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: N/A
hpht: 0
md: 1083
mdCsgLast: 1062
mdDiaHoleStart: 1083
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 5
ropCurrent: -999.99
strengthForm: 0
sum24Hr: RIH with ESP assemblies on 7 5/8" tubing. P/U and M/U tubing hanger, spliced ESP cable to same. Landed TH. Nippled down diverter and surface riser. Installed tubing bonnet, spacer spool and ball valve. Commenced final pressure tests at WH. Bolted flowline to ball valve. Installed hatch covers.
tightWell: 0
tvdCsgLast: 1056.7
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: RIH with ESP assemblies on 7 5/8" tubing from 323 m to  771 m. M/U control line clamp on every connection. Schlumberger megger tested power cable at 323 m, 455 m and 624 m.  Avg running speed 6,9 joints/hr.
dTimEnd: 2015-02-08T05:45:00+01:00
dTimStart: 2015-02-08T00:00:00+01:00
md: 771
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT for removing compact auto slips. Removed compact auto slips and installed master bushings. Meanwhile Schlumberger megger tested power cable.
dTimEnd: 2015-02-08T06:00:00+01:00
dTimStart: 2015-02-08T05:45:00+01:00
md: 771
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with ESP assemblies on 7 5/8" tubing from 771 m to 782 m. Set manual slips. P/U and M/U 7 5/8" tubing pup joint.
dTimEnd: 2015-02-08T06:30:00+01:00
dTimStart: 2015-02-08T06:00:00+01:00
md: 782
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT for P/U tubing hanger. Changed elevator inserts to 5 1/2".
dTimEnd: 2015-02-08T06:45:00+01:00
dTimStart: 2015-02-08T06:30:00+01:00
md: 782
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U TH/RT assembly from HTS.
dTimEnd: 2015-02-08T07:00:00+01:00
dTimStart: 2015-02-08T06:45:00+01:00
md: 782
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT with day crew.
dTimEnd: 2015-02-08T07:15:00+01:00
dTimStart: 2015-02-08T07:00:00+01:00
md: 782
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: B/O FAST connector. Oriented tubing hanger. M/U FAST connector.
dTimEnd: 2015-02-08T08:00:00+01:00
dTimStart: 2015-02-08T07:15:00+01:00
md: 792
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with tubing hanger to working height. Mounted penetrator in TH, measured cable cutting point. Disassembled penetrator and spaced out for cable splice. Performed final electrical checks on cable. Removed banana sheave from PRS.
dTimEnd: 2015-02-08T08:45:00+01:00
dTimStart: 2015-02-08T08:00:00+01:00
md: 792
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cut cable and spooled back remaining cable to reel. Spliced cable to penetrator pigtails.
dTimEnd: 2015-02-08T15:15:00+01:00
dTimStart: 2015-02-08T08:45:00+01:00
md: 792
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed penetrator in hanger, installed clamps on cable. Pressure tested penetrator seals, 69 bar / 10 min. Tested downhole system after splicing - ok.
dTimEnd: 2015-02-08T16:00:00+01:00
dTimStart: 2015-02-08T15:15:00+01:00
md: 795
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed Vetco O-ring for tubing hanger. Removed master bushings.
dTimEnd: 2015-02-08T16:30:00+01:00
dTimStart: 2015-02-08T16:00:00+01:00
md: 795
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/D Weatherford tong.
dTimEnd: 2015-02-08T17:30:00+01:00
dTimStart: 2015-02-08T16:30:00+01:00
md: 795
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U DP landing stand, M/U same to TH RT. RIH and landed TH.
dTimEnd: 2015-02-08T18:15:00+01:00
dTimStart: 2015-02-08T17:30:00+01:00
md: 819.3
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected RT. POOH with landing string.
dTimEnd: 2015-02-08T18:30:00+01:00
dTimStart: 2015-02-08T18:15:00+01:00
md: 10
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Schlumberger tested ESP system through landing lead. Meanwhile performed TBT for nippling down diverter and surdface riser.
dTimEnd: 2015-02-08T19:30:00+01:00
dTimStart: 2015-02-08T18:30:00+01:00
md: 10
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: L/D tubing hanger running tool.
dTimEnd: 2015-02-08T19:45:00+01:00
dTimStart: 2015-02-08T19:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed BX elevator. Installed chains and lifting bridle on TDS. Pulled master bushings.
dTimEnd: 2015-02-08T20:00:00+01:00
dTimStart: 2015-02-08T19:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled diverter, parked and secured same in set back. Verified adjacent wells shut-in according to SimOps-procedure.
dTimEnd: 2015-02-08T20:30:00+01:00
dTimStart: 2015-02-08T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Attached chains/slings to surface riser. Disconnected riser and pulled same to surface. L/D surface riser to HTS with crane assist.
dTimEnd: 2015-02-08T22:00:00+01:00
dTimStart: 2015-02-08T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed surface riser from HTS. Placed tubing bonnet/spacer spool/ball valve-assy on HTS. Meanwhile performed TBT for P/U and run assy.
dTimEnd: 2015-02-08T22:45:00+01:00
dTimStart: 2015-02-08T22:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: P/U, run and installed tubing bonnet/spacer spool/ ball valve-assy. Closed ball valve and disassembled pad eyes. Production Dept informed that heavy lift landed, according to SimOps-procedure.
dTimEnd: 2015-02-08T23:15:00+01:00
dTimStart: 2015-02-08T22:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Lifted flowhose with S-piece onto ball valve with tugger through rotary. Bolted flowline to ball valve. Bolts to be torqued-up at later stage by Production Dept. Simultaneously commenced pressure testing of penetrator seals in tubing bonnet, tubing bonnet cavity and annulus insert valve.
dTimEnd: 2015-02-08T23:45:00+01:00
dTimStart: 2015-02-08T23:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Installed hatch cover on F-7.
Meanwhile continued pressure testing penetrator seals in tubing bonnet, tubing bonnet cavity and annulus insert valve.
dTimEnd: 2015-02-09T00:00:00+01:00
dTimStart: 2015-02-08T23:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: