Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-14T00:00:00+01:00 to 2013-12-15T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-15T00:00:00+01:00
dTimDiaHoleStart: 2013-12-14T00:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 10 3/4" tie back string and lock tie-back connector.
Pressure test 10 3/4" tie-back string.
Install MS seal assembly and test same.
Test BOP connection.
Install bore protector.
Retrieve safe lock plug.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
mdStrengthForm: 3302
presTestType: formation integrity test
reportNo: 35
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Installed bowl protector in Multibowl WH.
Retrieved annulus insert from subsea WH.
Displaced riser to 1,03 sg brine.
Retrieved Multibowl bowl protector.
Ran 10 3/4" tie back string.
tightWell: 0
tvd: 3212.3
tvdCsgLast: 3212
tvdStrengthForm: 2848
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-14T21:00:00+01:00
density: 1.32
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 46
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11.5
Pore pressure:
Survey stations:
Activities:
comments: Cleaned and cleared rigfloor.
dTimEnd: 2013-12-14T00:15:00+01:00
dTimStart: 2013-12-14T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to running bowl protector
dTimEnd: 2013-12-14T00:30:00+01:00
dTimStart: 2013-12-14T00:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up bowl protector running tool and made up to 5 1/2" DP.
RIH and installed bowl protector in Multibowl WH.
POOH and broke out bowl protector RT.
dTimEnd: 2013-12-14T01:30:00+01:00
dTimStart: 2013-12-14T00:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up jetsub to 5 1/2" DP.
RIH with jetsub assembly to 150 meter.
Pumped 14 m3 hi-visc pill and chased same with SW at 1800 liter/min, 7 bar.
Picked up slowly from 150 m to 130 m while circulating SW at 1330 liter/min, 5,5 bar.
POOH with Jetsub assembly and laid out same.

dTimEnd: 2013-12-14T04:30:00+01:00
dTimStart: 2013-12-14T01:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and RIH with annulus insert retrieval tool from surface to 139,81 meter.
Pulled annulus insert free.
Displaced riser to brine at 1800 liter/min, 2,5 bar.
POOH with annulus insert retrieval tool and insert, laid down same.
dTimEnd: 2013-12-14T06:45:00+01:00
dTimStart: 2013-12-14T04:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rigfloor.
dTimEnd: 2013-12-14T07:00:00+01:00
dTimStart: 2013-12-14T06:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with oncoming crews.
dTimEnd: 2013-12-14T07:15:00+01:00
dTimStart: 2013-12-14T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with bowl protector retrieval tool and attempted to retrieve bowl protector from Multibowl WH.
POOH with retrieval tool, bowl protector not engaged to retrieval tool.
RIH with bowl protector retrieval tool and retrieved bowl protector from Multibowl WH at 20,87 meter.
dTimEnd: 2013-12-14T08:30:00+01:00
dTimStart: 2013-12-14T07:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to rig up handling equipment.
dTimEnd: 2013-12-14T08:45:00+01:00
dTimStart: 2013-12-14T08:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged up handling equipment for 10 3/4" tie-back casing.
Picked up and made up DQ adjustable tool.
dTimEnd: 2013-12-14T18:15:00+01:00
dTimStart: 2013-12-14T08:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to run 10 3/4" tie-back casing.
dTimEnd: 2013-12-14T18:30:00+01:00
dTimStart: 2013-12-14T18:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up 10 3/4 tie-back adapter and inspected same.
dTimEnd: 2013-12-14T19:00:00+01:00
dTimStart: 2013-12-14T18:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with oncoming crews prior to run 10 3/4" tie-back casing.
dTimEnd: 2013-12-14T19:15:00+01:00
dTimStart: 2013-12-14T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up and RIH with 10 3/4" tie-back string from surface to 107,5 meter.
dTimEnd: 2013-12-14T20:45:00+01:00
dTimStart: 2013-12-14T19:15:00+01:00
md: 107.5
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Not able to pick up 10 3/4" hanger from main deck due to wind speeds above crane operational limitations.
Held toolbox talk prior to pick up hanger.


dTimEnd: 2013-12-14T23:30:00+01:00
dTimStart: 2013-12-14T20:45:00+01:00
md: 107.5
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Picked up 10 3/4" surface hanger with adjustment sub.
dTimEnd: 2013-12-15T00:00:00+01:00
dTimStart: 2013-12-14T23:30:00+01:00
md: 107.5
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: