Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-07-06T00:00:00+02:00 to 2013-07-07T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-07T00:00:00+02:00
dTimDiaHoleStart: 2013-07-06T12:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install XMT and test same.
Handover well to Maersk production for XMT hookup.
hpht: 0
md: 4768.7
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 40
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Ran BPV plug.
Nippled down BOP.
Prepared to install XMT.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Pressure tested production packer from below to 345 bar- 30 minutes.
Rigged down surface lines. 
Closed DHSV.
dTimEnd: 2013-07-06T00:45:00+02:00
dTimStart: 2013-07-06T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held pre-job meeting.
Disconnected tubing hanger RT by rotating 9 turns clockwise.
POOH with 7" landing string and tubing hanger, laid out same.
dTimEnd: 2013-07-06T02:15:00+02:00
dTimStart: 2013-07-06T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged down tubing handling equipment.
Cleaned and cleared rigfloor.
dTimEnd: 2013-07-06T04:30:00+02:00
dTimStart: 2013-07-06T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up handling equipment for 3 1/2" DP.
Picked up and RIH with 6 3/8" k-type BPV on 3 1/2" DP.
Installed  BPV and POOH with RT, laid out same.
dTimEnd: 2013-07-06T06:15:00+02:00
dTimStart: 2013-07-06T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to nipple down BOP.
Rigged up handling equipment for nipple job on rigfloor.
Nippled down diverter, pulled same to rigfloor and secured.
Removed riser tension cylinders.
Disconnected BOP from HP riser and skidded same to stump.
Pulled riser to rigfloor.
dTimEnd: 2013-07-06T12:30:00+02:00
dTimStart: 2013-07-06T06:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Terminated contol lines on wellhead

Meanwhile: 
Laid out HP riser onto HTS.
Prepared spacer spool.
dTimEnd: 2013-07-06T17:30:00+02:00
dTimStart: 2013-07-06T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Run down with spacer spool and landed same on multi-bowl.
Made up spacer spool and tested same.

Meanwhile transportet scaffolding equipment up in derrick.
dTimEnd: 2013-07-06T21:30:00+02:00
dTimStart: 2013-07-06T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed A annulus test hose from wellhead deck.
Installed split hatches onto riser on tensioner deck.
Removed hatch from F-11.
Transferred XMT from overhead crane TDS.
Not able to run XMT through hatch.

dTimEnd: 2013-07-07T00:00:00+02:00
dTimStart: 2013-07-06T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: