Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-09-23T00:00:00+02:00 to 2008-09-24T00:00:00+02:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-09-24T00:00:00+02:00
dTimDiaHoleStart: 2008-09-20T04:00:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 1381
mdCsgLast: 1368.4
mdDiaHoleStart: 1381
mdPlanned: -999.99
mdStrengthForm: 1381
presTestType: formation integrity test
reportNo: 24
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: None
tightWell: 0
tvd: 1349
tvdCsgLast: 1340.4
tvdStrengthForm: 1349
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Made up 6 m pup joint on drilling BHA. Powered down batteries in MWD. Racked back 12 1/4" drilling BHA in derrick.
dTimEnd: 2008-09-23T02:00:00+02:00
dTimStart: 2008-09-23T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleared, cleaned and tidied drillfloor.
dTimEnd: 2008-09-23T02:30:00+02:00
dTimStart: 2008-09-23T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Made up nominal seat protector pulling tool. RIH to 139,3 m and latched on to nominal seat protector. Released seat protector with 20 mT overpull.
dTimEnd: 2008-09-23T04:30:00+02:00
dTimStart: 2008-09-23T02:30:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with nominal seat protector. Broke and laid down pulling tool and nominal seat protector.
dTimEnd: 2008-09-23T05:00:00+02:00
dTimStart: 2008-09-23T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up BOP test plug. RIH with test plug to 139 m MD. Spaced out for low stick up during BOP test.
dTimEnd: 2008-09-23T06:00:00+02:00
dTimStart: 2008-09-23T05:00:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed pup joint. Landed BOP plug in wellhead at 140,6 m MD. Retracted block and installed test swadge on TDS.
dTimEnd: 2008-09-23T08:30:00+02:00
dTimStart: 2008-09-23T06:00:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up cement unit. Performed line test to 345 bar - ok.
dTimEnd: 2008-09-23T09:00:00+02:00
dTimStart: 2008-09-23T08:30:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Tested BOP to 20/290 bar 5/10 min - 9 tests in total including IBOP.
dTimEnd: 2008-09-23T15:30:00+02:00
dTimStart: 2008-09-23T09:00:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Broke out swadge/cement hose from TDS. Not able to move TDS - problems with ZMS / control system.
dTimEnd: 2008-09-23T16:00:00+02:00
dTimStart: 2008-09-23T15:30:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Troubleshot ZMS / control system.
dTimEnd: 2008-09-23T16:30:00+02:00
dTimStart: 2008-09-23T16:00:00+02:00
md: 140
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH with BOP test plug on 5 1/2" DP from 140 m MD to surface. Broke jet sub and laid out. Broke test plug and laid out.
dTimEnd: 2008-09-23T17:45:00+02:00
dTimStart: 2008-09-23T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleared and tidied drillfloor. Observed hydraulic leak on Iron Roughneck
dTimEnd: 2008-09-23T18:00:00+02:00
dTimStart: 2008-09-23T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Repaired hydraulic leak on Iron Roughneck
dTimEnd: 2008-09-23T18:30:00+02:00
dTimStart: 2008-09-23T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Picked up nominal seat protector and installed new seals.
dTimEnd: 2008-09-23T19:00:00+02:00
dTimStart: 2008-09-23T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with nominal seat protector on 5 1/2" DP from surface to 140 m MD. Set nominal seat protector according to Vetco instructions.
dTimEnd: 2008-09-23T19:45:00+02:00
dTimStart: 2008-09-23T19:00:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with nominal seat protector running tool, broke and laid down same. Cleared and tidied drillfloor.
dTimEnd: 2008-09-23T21:00:00+02:00
dTimStart: 2008-09-23T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbox talk for making up 12 1/4" BHA.

dTimEnd: 2008-09-23T21:15:00+02:00
dTimStart: 2008-09-23T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Hung off 12 1/4" drilling BHA. Removed magnet and downloaded ARC. Made up NMDC, 8 1/4" DCs, jar and 5 1/2" HWDP. Installed PS-21 automatic slips.
dTimEnd: 2008-09-23T23:15:00+02:00
dTimStart: 2008-09-23T21:15:00+02:00
md: 185
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH with 12 1/4" drilling BHA on 5 1/2" DP from 185 m to 297 m MD.
dTimEnd: 2008-09-24T00:00:00+02:00
dTimStart: 2008-09-23T23:15:00+02:00
md: 297
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: