Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-04-04T00:00:00+02:00 to 1993-04-05T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 136.9
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-04-05T00:00:00+02:00
dTimDiaHoleStart: 1993-03-26T00:00:00+01:00
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *PRESS TEST SURFACE EQUIPMENT
*SET RTTS PACKER AND PRESS TEST SAME TO 110 BAR
*DISPLACE TUBING TO 60 BAR UNDERBALANCE
*PERFORATE AND CLEAN UP WELL
hpht: 0
md: -999.99
mdCsgLast: 4640
mdPlanned: -999.99
reportNo: 140
ropCurrent: -999.99
sum24Hr: *PRESS TESTED TUBING 350 BAR
*M/U ONE SINGLE TUBING ON FLOWHEAD
*RIH WITH TUBING. HUNG UP AT 3199 M PACKER DEPTH. WORKED PIPE DOWN,
 MAX O/P 40MT, CAME FREE DOWN WITH 25 MT DOWNWEIGHT
*RIH WITH TUBING TO 4230 M
*PRESS TESTED TUBING 350 BAR, P/U EZ TREE AND PRESS TESTED SAME
*RIH WITH TUBING LANDING STRING
*R/U ATLAS AND PERFORMED CORRELATION LOG, POOH AND R/D LOGGING EQUIP.
*PRESS TESTED LUBRICATOR VALVE
*M/U FLOWHEAD TO STRING AND R/U SURFACE EQUIP
tightWell: 0
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-04-04T06:00:00+02:00
density: 1.15
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: BRINE
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: CONT RIH WITH TEST TUBING FROM 1044 TO 2972 M FILLED STRING WITH 1,15 SG BRINE
dTimEnd: 1993-04-04T06:00:00+02:00
dTimStart: 1993-04-04T00:00:00+02:00
md: 2972
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: PRESS TESTED TUBING 350 BAR/15 MIN
dTimEnd: 1993-04-04T07:00:00+02:00
dTimStart: 1993-04-04T06:00:00+02:00
md: 2972
phase: fixed
proprietaryCode: formation evaluation -- drill stem test
state: ok
stateDetailActivity: operation failed
comments: RIH WITH 1 STD 4 1/2" PH-4 TUBING. P/U FLOWHEAD AND M/U ONE SINGLE TUBING BELOW, L/D SAME
dTimEnd: 1993-04-04T08:30:00+02:00
dTimStart: 1993-04-04T07:00:00+02:00
md: 3030
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: CONT RIH WITH 4 1/2" PH-4 TEST TUBING TO 3199 M RTTS PACKER DEPTH. TOOK 20 MT WEIGHT, WORKED STRING FREE. RIH, TOOK 10 MT WEIGHT AT 3208 AND 3216 M. WORKED STRING OUT, NOT ABLE TO PASS 3205 M, ATTEMPTED TO PULL STRING FREE WITH MAX 40 MT O/P, WORKED STRING DOWN AND CAME FREE WITH 25 MT D/W. RESIPROCATED STRING BETWEEN 3205 AND 3227 M.
dTimEnd: 1993-04-04T12:30:00+02:00
dTimStart: 1993-04-04T08:30:00+02:00
md: 3227
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: CONT RIH WITH TUBING TO 4230 M
dTimEnd: 1993-04-04T16:00:00+02:00
dTimStart: 1993-04-04T12:30:00+02:00
md: 4230
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: PRESS TESTED TUBING TO 350 BAR/15 MIN
dTimEnd: 1993-04-04T17:00:00+02:00
dTimStart: 1993-04-04T16:00:00+02:00
md: 4230
phase: fixed
proprietaryCode: formation evaluation -- drill stem test
state: ok
stateDetailActivity: operation failed
comments: SPACED OUT STRING, P/U EZ-TREE WITH FLUTED HANGER AND M/U TO TUBING
dTimEnd: 1993-04-04T18:00:00+02:00
dTimStart: 1993-04-04T17:00:00+02:00
md: 4230
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: R/U EZ-TREE CONTROL MANIFOLDS AND HOSE REEL. FUNCTION TESTED EZ-TREE. PRESS TESTED TUBING/EZ-TREE 350 BAR, BLEED OFF PRESS TO 250 BAR AND TESTED EZ-TREE FROM BELOW.
dTimEnd: 1993-04-04T20:00:00+02:00
dTimStart: 1993-04-04T18:00:00+02:00
md: 4230
phase: fixed
proprietaryCode: formation evaluation -- drill stem test
state: ok
stateDetailActivity: operation failed
comments: RIH WITH TUBING LANDING STRING, P/U LUBRICATOR VALVE AND M/U TO STRING CHANGED TO LONG BAILS AND R/U ATLAS SHEEVE IN TDS. M/U ONE SINGLE TUBING AND LANDED TUBING STRING IN WELLHEAD.
dTimEnd: 1993-04-04T23:00:00+02:00
dTimStart: 1993-04-04T20:00:00+02:00
md: 4338
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: success
comments: R/U ATLAS WIRELINE GR/CCL LOGGING TOOLS AND RIH FOR TUBING CORRELATION
dTimEnd: 1993-04-05T00:00:00+02:00
dTimStart: 1993-04-04T23:00:00+02:00
md: 4338
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: