Daily Drilling Report
Well: NO 15/9-F-11 A
Report period: 2013-05-26T00:00:00+02:00 to 2013-05-27T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-05-27T00:00:00+02:00
dTimDiaHoleStart: 2013-05-24T14:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Make up and RIH with 12 1/4" drillng BHA.
RIH to TOC.
Drill cement and kick off.
Drill 12 1/4" section.
hpht: 0
md: 2500
mdCsgLast: 2570.7
mdDiaHoleStart: 3762
mdPlanned: -999.99
mdStrengthForm: 2574
presTestType: formation integrity test
reportNo: 12
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Circulated and reduced MW to 1,28 sg.
Spotted 10 m3 1,32 sg Hi-Vis pill.
Mixed and pumped kick off plug.
POOH with cement stinger.
Commenced make up 12 1/4" drillng BHA.
tightWell: 0
tvdCsgLast: 2442
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2013-05-26T20:00:00+02:00
density: 1.28
locationSample: Active pit
md: 2520
mudClass: oil based
presBopRating: 345
pv: 39
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14.5
dTim: 2013-05-26T12:00:00+02:00
density: 1.28
locationSample: Flowline
md: 2520
mudClass: oil based
presBopRating: 345
pv: 39
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14
Pore pressure:
Survey stations:
Activities:
comments: Circulated and reduced MW from 1,32 sg to 1,28 sg with 2500-2941 liter/min, 225-282 bar, 61 rpm, 7-10 kNm, reciprocated pipe from 3280 m MD to 3242 m MD.
dTimEnd: 2013-05-26T03:00:00+02:00
dTimStart: 2013-05-26T00:00:00+02:00
md: 3280
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH with 3 1/2" cement stinger from 3280 m MD to 3365 m MD.
Established circulation and washed down from 3365 m MD to TOC at 3389 m MD with 500 liter/min, 25 bar. 
Tagged cement with 10 Ton.
dTimEnd: 2013-05-26T04:00:00+02:00
dTimStart: 2013-05-26T03:00:00+02:00
md: 3389
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH wet with 3 1/2" stinger from 3389 m MD to 2968 m MD.

dTimEnd: 2013-05-26T05:00:00+02:00
dTimStart: 2013-05-26T04:00:00+02:00
md: 2968
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Spotted 10 m3 1,32 sg HI-Vis pill.
dTimEnd: 2013-05-26T06:00:00+02:00
dTimStart: 2013-05-26T05:00:00+02:00
md: 2968
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH with 3 1/2" cement stinger on 5 1/2" DP from 2968 m MD to 2760 m MD.
Circulated and conditioned mud with 2410 liter/min, 190 bar, 50 rpm, 6-8 kNm, reciprocated pipe from 2760 m MD to 2520 m MD. 

Performed pre-job meeting prior to cement job while circulating.
dTimEnd: 2013-05-26T09:00:00+02:00
dTimStart: 2013-05-26T06:00:00+02:00
md: 2760
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pumped 22 m3 of 1,50 sg spacer followed by 1,3 m3 mud with 800 liter/min, 35 bar.
Mixed and pumped 13,5 m3 of 2,00 sg cement slurry with 670 liter/min. 
Displaced the cement to the rig floor with 890 liters of drill water. 
Pumped 2,0 m3 of 1,50 sg spacer with rig pumps.
Zeroed volume counters.
Displaced the cement with 24 m3 of 1,32 sg mud at 2530 liter/min, 110-215 bar, 30 rpm, 5-8 kNm.
dTimEnd: 2013-05-26T11:00:00+02:00
dTimStart: 2013-05-26T09:00:00+02:00
md: 2760
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Checked for back flow, no back flow observed.
Broke out and laid down pump in assembly.
POOH with 3 1/2" cement stinger on 5 1/2" DP from 2760 m MD to 2500 m MD.
Installed two sponge balls.
Circulated bottoms up with 2660 liter/min, 222 bar, 60 rpm, 6-8 kNm. Observed traces of cement, diverted 68 M3 interface to slop pit.

dTimEnd: 2013-05-26T14:00:00+02:00
dTimStart: 2013-05-26T11:00:00+02:00
md: 2500
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Flow checked well, static.
Pumped slug.
dTimEnd: 2013-05-26T14:30:00+02:00
dTimStart: 2013-05-26T14:00:00+02:00
md: 2500
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH with 3 1/2" cement stinger on 5 1/2" DP from 2500 m MD to 380 m MD.
Average tripping speed 471 meter/hour.
dTimEnd: 2013-05-26T19:00:00+02:00
dTimStart: 2013-05-26T14:30:00+02:00
md: 380
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH and laid down 3 1/2" cement stinger from 380 m MD to surface.
dTimEnd: 2013-05-26T21:30:00+02:00
dTimStart: 2013-05-26T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Rigged down 3 1/2" handling equipment.
Cleaned and cleared rigfloor.
Function tested blind shear ram.
dTimEnd: 2013-05-26T23:00:00+02:00
dTimStart: 2013-05-26T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to pick up BHA.
Picked up 12 1/4" drilling BHA and RIH.
dTimEnd: 2013-05-27T00:00:00+02:00
dTimStart: 2013-05-26T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: