Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2007-12-30T00:00:00+01:00 to 2007-12-31T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-12-31T00:00:00+01:00
dTimDiaHoleStart: 2007-10-11T03:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 10 3/4" Tie Back casing to surface. Run primary bowl protector in surface wellhead. MU and RIH GTV pulling tool and DP.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 97
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Built scaffolding at the well head deck and in the moon pool. Installed surface riser, BOP and tension cylinders. 
tightWell: 0
tvd: 3107.8
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2007-12-30T22:00:00+01:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2007-12-31T00:00:00+01:00
equivalentMudWeight: 1.03
md: 3520
readingKind: estimated
Survey stations:
Activities:
comments: Prepared main deck for skidding.

dTimEnd: 2007-12-30T12:15:00+01:00
dTimStart: 2007-12-30T11:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to skidding of the cantilever.

dTimEnd: 2007-12-30T12:30:00+01:00
dTimStart: 2007-12-30T12:15:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded cantilever from F-15 to F-12

dTimEnd: 2007-12-30T14:15:00+01:00
dTimStart: 2007-12-30T12:30:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Installed stairs to the cantilever. Removed well head hatches. 

dTimEnd: 2007-12-30T16:00:00+01:00
dTimStart: 2007-12-30T14:15:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Prepared for pick up the surface riser. 

dTimEnd: 2007-12-30T17:00:00+01:00
dTimStart: 2007-12-30T16:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to pick up the surface riser.

dTimEnd: 2007-12-30T17:15:00+01:00
dTimStart: 2007-12-30T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up the surface riser, removed protector. Meanwhile built scaffolding in the moon pool.

dTimEnd: 2007-12-30T18:15:00+01:00
dTimStart: 2007-12-30T17:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed the master bushing, ran in with the surface riser. Meanwhile built scaffolding at the well head deck.

dTimEnd: 2007-12-30T20:00:00+01:00
dTimStart: 2007-12-30T18:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned the NT2 well head connector. Landed and made up the surface riser.

dTimEnd: 2007-12-30T23:00:00+01:00
dTimStart: 2007-12-30T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to nippling up the BOP.

dTimEnd: 2007-12-30T23:15:00+01:00
dTimStart: 2007-12-30T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared for nippling up the BOP, moved the BOP from the set back stump.

dTimEnd: 2007-12-31T00:00:00+01:00
dTimStart: 2007-12-30T23:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: