Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-10T00:00:00+01:00 to 2013-12-11T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-11T00:00:00+01:00
dTimDiaHoleStart: 2013-12-09T08:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Prepare to run production riser. Run production riser.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
mdStrengthForm: 3302
presTestType: formation integrity test
reportNo: 31
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Disconnected cylinders from tension ring. Ran and installed guidewires to template and riser clamp. Disconnect HPDR from wellhead. Rigged up for pulling HPDR. Pulled HPDR from 140 m to 21 m.
tightWell: 0
tvd: 3212.3
tvdCsgLast: 3212
tvdStrengthForm: 2848
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-10T20:00:00+01:00
density: 1.32
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 46
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11.5
Pore pressure:
Survey stations:
Activities:
comments: Disconnected cylinders from tension ring according to procedure.
dTimEnd: 2013-12-10T00:30:00+01:00
dTimStart: 2013-12-10T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared 10 ton moonpool winch for use as guidewire. Built scaffold around slot F-10 prior to remove hatches for guidewire access.
dTimEnd: 2013-12-10T02:00:00+01:00
dTimStart: 2013-12-10T00:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed hatches on well head and moonpool area.
Meanwhile landed BOP onto test stump.

dTimEnd: 2013-12-10T04:00:00+01:00
dTimStart: 2013-12-10T02:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Assisted ROV to install 10 ton guidewires to tempplade and riser clamp.
Built scaffold around moonpool hatch opening.
dTimEnd: 2013-12-10T05:00:00+01:00
dTimStart: 2013-12-10T04:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran 6 ton guidewire, connected to tempplade and riser clamp. Applied tension on 10/6 ton guidewire.
Informed production to shut down F-14 and F-9 at 05:15 hrs.
dTimEnd: 2013-12-10T05:30:00+01:00
dTimStart: 2013-12-10T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared and R/U to run hot stab. 

dTimEnd: 2013-12-10T06:00:00+01:00
dTimStart: 2013-12-10T05:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Connected hot stab to guidewire. Started to run hot stab in sea.
dTimEnd: 2013-12-10T06:15:00+01:00
dTimStart: 2013-12-10T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed dummy hot stab, flushed hot stab and installed hot stab. ROV functioned TBC panel to primary unlock.
dTimEnd: 2013-12-10T06:30:00+01:00
dTimStart: 2013-12-10T06:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Slacked off on TCB Weight indicator reading 103 ton. Pressured up hot stab to 3000 psi. P/U 20 cm. ROV reset TBC valves according procedure. Removed hot stab and installed dummy.
dTimEnd: 2013-12-10T07:00:00+01:00
dTimStart: 2013-12-10T06:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up on HPDR. Weight indicator reading 120 ton.
dTimEnd: 2013-12-10T07:15:00+01:00
dTimStart: 2013-12-10T07:00:00+01:00
md: 140
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to R/U and POOH HPDR.
dTimEnd: 2013-12-10T07:30:00+01:00
dTimStart: 2013-12-10T07:15:00+01:00
md: 140
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Retrieved hot stab to surface.
dTimEnd: 2013-12-10T08:15:00+01:00
dTimStart: 2013-12-10T07:30:00+01:00
md: 140
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled up HPDR 4 m. ROV inspected well head no seal ring observed.
dTimEnd: 2013-12-10T08:30:00+01:00
dTimStart: 2013-12-10T08:15:00+01:00
md: 136
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed master bushings and outer ring. Install HPDR spider and control lines, function test same.
dTimEnd: 2013-12-10T09:45:00+01:00
dTimStart: 2013-12-10T08:30:00+01:00
md: 136
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled up HPRR BOP joint. Inserted c-plate, installed 24" elevators and landed off joint.
dTimEnd: 2013-12-10T10:15:00+01:00
dTimStart: 2013-12-10T09:45:00+01:00
md: 129
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: B/U BOP joint, installed protector on flange and L/D same on cantilever.
dTimEnd: 2013-12-10T11:30:00+01:00
dTimStart: 2013-12-10T10:15:00+01:00
md: 129
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed auto elevators and rotating arm.
dTimEnd: 2013-12-10T11:45:00+01:00
dTimStart: 2013-12-10T11:30:00+01:00
md: 129
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with HPDR joints from 129 m to 59 m. Attached protectors and L/D joints on cantilever.
Removed 24" sidedoor elevators and installed auto elevator.
Informed production to shut down all production at 18:20 hrs.
dTimEnd: 2013-12-10T19:00:00+01:00
dTimStart: 2013-12-10T11:45:00+01:00
md: 59
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with new crew
dTimEnd: 2013-12-10T19:15:00+01:00
dTimStart: 2013-12-10T19:00:00+01:00
md: 59
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with HPDR joints from 59 m to 21 m.  Attached protectors and L/D joints on cantilever.
Disconnected guidewire from template with assistance of ROV. Retrieved guidewires.
Installed guide funnel.
dTimEnd: 2013-12-11T00:00:00+01:00
dTimStart: 2013-12-10T19:15:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: