Daily Drilling Report
Well: NO 15/9-F-7
Report period: 2007-09-18T00:00:00+02:00 to 2007-09-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-05-01T00:00:00+02:00
dateDrillComplete: 2007-10-04
daysBehind: 1.7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-09-19T00:00:00+02:00
dTimDiaHoleStart: 2007-09-16T05:00:00+02:00
diaHole: 36
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue RIH with 30" conductor on 5 1/2" HWDP landing string to TD. ROV to actuate conductor centralizer. Cement 30" conductor. Waiting on cement to set. Release CART and POOH. LD cement stinger and running tool. Clear rig floor.
hpht: 0
md: 208
mdCsgLast: 166
mdDiaHoleStart: 146
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 5
ropCurrent: -999.99
strengthForm: 0
sum24Hr: MU 30" conductor and conductor housing. Installed UWG top-up system on upper 25 m of conductor. RU C-plate and MU cement stinger and CART. RIH with 30" conductor on dedicated landing string. ROV manipulated conductor to be able to pass  F-12 DCI valve and assisted stabbing into F-7 template funnel. 
tightWell: 0
tvd: 208
tvdCsgLast: 166
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-09-18T14:00:00+02:00
density: 1.05
locationSample: Reserve pit
md: 208
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 117
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: PU CART assembly and RB in derrick. MU cmt assembly and LO same. Removed 5 1/2" elevators and bails. RU for running 30" conductor.
dTimEnd: 2007-09-18T04:30:00+02:00
dTimStart: 2007-09-18T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box meeting with all personnel involved prior to running conductors. PU 30" shoe joint and checked float for flow through by flushing with water.
dTimEnd: 2007-09-18T06:00:00+02:00
dTimStart: 2007-09-18T04:30:00+02:00
md: 12
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: MU 30" conductor. Installed cement top-up system with cement oulet 25 m below mud line and burst disk assembly 15 m below mud line. Aligned UWG top-up system to avoid conflict with the 3 hydraulic rams in the template well slot.
dTimEnd: 2007-09-18T11:00:00+02:00
dTimStart: 2007-09-18T06:00:00+02:00
md: 49
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed 5 1/2" DP elevator and bails. Re-installed link tilt system.
dTimEnd: 2007-09-18T14:00:00+02:00
dTimStart: 2007-09-18T11:00:00+02:00
md: 49
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: MU conductor housing joint. Landed out on bushing in rotary. Disconnected and LD handling CART.
dTimEnd: 2007-09-18T17:30:00+02:00
dTimStart: 2007-09-18T14:00:00+02:00
md: 62
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RU innerstring C-plate on top of 30" housing joint. MU up aluminium cement stinger (innerstring). PU CART and stabbed lower end into innerstring x-over. Removed C-plate. Locked CART to housing joint with 5 left-hand turns. Performed PU test. Installed 2" fill up valve and inclinometer on CART.
dTimEnd: 2007-09-18T19:30:00+02:00
dTimStart: 2007-09-18T17:30:00+02:00
md: 62
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran conductor through rotary and installed master bushings. Installed cement top-up system as conductor was RIH.
dTimEnd: 2007-09-18T22:00:00+02:00
dTimStart: 2007-09-18T19:30:00+02:00
md: 62
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed hose for UWG top-up system.
dTimEnd: 2007-09-18T23:00:00+02:00
dTimStart: 2007-09-18T22:00:00+02:00
md: 62
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Filled conductor with SW and continued RIH with 30" conductor on 5 1/2" HWDP landing string to 118 m.
dTimEnd: 2007-09-18T23:30:00+02:00
dTimStart: 2007-09-18T23:00:00+02:00
md: 118
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed dies on pipe handler.
dTimEnd: 2007-09-19T00:00:00+02:00
dTimStart: 2007-09-18T23:30:00+02:00
md: 118
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
Lithology and shows: