Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-12-24T00:00:00+01:00 to 2013-12-25T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
daysBehind: .6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-25T00:00:00+01:00
dTimDiaHoleStart: 2013-12-20T03:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: R/D wireline equipment. Install tree cap. Leak test tree cap, kill wing cap and XMT cross. Pack WL equipement.
hpht: 0
md: -999.99
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 5
ropCurrent: -999.99
sum24Hr: POOH with BHA#3, 4,72" OD P3 guns. L/D BHA#3. All shots fired. Found 3 dl of sand in P3 gun bull nose. P/U BHA#4, 4.72" OD P3 guns and installed same in lubricator. RIH and tagged HUD at 3298 m. Correlated and perforated P3 guns between 3288-3294 m and 3245-3251 m. RIH and tagged HUD at 3297,5. POOH. Inflow tested HMV. L/D BHA#4. Found 5 dl of sand in P3 gun bull nose. Inflow tested DHSV. 
tightWell: 0
tvdCsgLast: 3258.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Schlumberger discussed situation with onshore. Picked up and saw an increase in PW of 400 lbs, and also observed pressure changes on pressure trend plot. This indicated that the P3 guns had been fired. RIH and tagged HUD at 3300 m MD RKB.

dTimEnd: 2013-12-24T01:20:00+01:00
dTimStart: 2013-12-24T00:00:00+01:00
md: 3300
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH from 3300 m to 550 m MD RKB.
dTimEnd: 2013-12-24T02:40:00+01:00
dTimStart: 2013-12-24T01:20:00+01:00
md: 550
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Powered down logging unit and performed TBT prior to POOH and L/D BHA#3, 4,72" OD P3 guns.
dTimEnd: 2013-12-24T03:15:00+01:00
dTimStart: 2013-12-24T02:40:00+01:00
md: 550
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 550m MD RKB to surface.
dTimEnd: 2013-12-24T03:30:00+01:00
dTimStart: 2013-12-24T03:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: OOH. WHP 93,5 bar. Closed swab valve and HMV and inflow tested same. Flushed lubricator with nitrogen.
dTimEnd: 2013-12-24T05:15:00+01:00
dTimStart: 2013-12-24T03:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: L/D BHA#3 4,72" OD P3 guns on drill floor and inspected same. All shots fired. Found 3 dl of sand in P3 gun bull nose.
dTimEnd: 2013-12-24T05:40:00+01:00
dTimStart: 2013-12-24T05:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Checked cable head and prepared BHA#4, 4.72" OD P3 guns.
dTimEnd: 2013-12-24T06:00:00+01:00
dTimStart: 2013-12-24T05:40:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Continued preparation of BHA#4 4.72" OD P3 guns.
dTimEnd: 2013-12-24T10:30:00+01:00
dTimStart: 2013-12-24T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed TBT prior to P/U and install BHA#4, 4.72" OD P3 guns into lubricator.
dTimEnd: 2013-12-24T10:40:00+01:00
dTimStart: 2013-12-24T10:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: P/U BHA#4, 4.72" OD P3 guns and installed same in lubricator.
dTimEnd: 2013-12-24T11:30:00+01:00
dTimStart: 2013-12-24T10:40:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Leak tested QTS to 20/200 bar for 5/10 min. Checked valve status on WL rig-up, well and pump units. Opened well, WHP 99,5 bar.
dTimEnd: 2013-12-24T12:10:00+01:00
dTimStart: 2013-12-24T11:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ BHA#4, 4,72" OD P3 guns from 0 m to 530 m MD RKB.
dTimEnd: 2013-12-24T12:40:00+01:00
dTimStart: 2013-12-24T12:10:00+01:00
md: 530
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Powered up logging unit.
dTimEnd: 2013-12-24T12:55:00+01:00
dTimStart: 2013-12-24T12:40:00+01:00
md: 530
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ BHA#3, 4,72" OD P3 guns from 530 m to 3298 m MD RKB.
dTimEnd: 2013-12-24T15:10:00+01:00
dTimStart: 2013-12-24T12:55:00+01:00
md: 3298
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Tagged at 3298 m MD RKB, correlated depth. Correlated and positioned P3 guns at firing depth. Perforated between 3288-3294 m MD RKB. Observed movement in WHP. Observed drop in HW.
dTimEnd: 2013-12-24T15:45:00+01:00
dTimStart: 2013-12-24T15:10:00+01:00
md: 3280.2
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Correlated while POOH and positioned P3 guns at firing depth. Perforated between 3245-3251 m MD RKB. WHP increased from 102,2 to 102,3 bar. Observed drop in HW. RIH and tagged 3297,5 m MD RKB, correlated depth.
dTimEnd: 2013-12-24T16:10:00+01:00
dTimStart: 2013-12-24T15:45:00+01:00
md: 3297.5
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3297,5 m to 550 m MD RKB.
dTimEnd: 2013-12-24T18:10:00+01:00
dTimStart: 2013-12-24T16:10:00+01:00
md: 550
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Powered down logging unit.
dTimEnd: 2013-12-24T18:25:00+01:00
dTimStart: 2013-12-24T18:10:00+01:00
md: 550
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 550m MD RKB to surface.
dTimEnd: 2013-12-24T18:45:00+01:00
dTimStart: 2013-12-24T18:25:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: OOH. WHP 106 bar. Closed swab valve and HMV and inflow tested same. Flushed lubricator with nitrogen.
dTimEnd: 2013-12-24T22:00:00+01:00
dTimStart: 2013-12-24T18:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: L/D BHA#4 4,72" OD P3 guns on drill floor and inspected same. All shots fired. Found 5 dl of sand in P3 gun bull nose.
dTimEnd: 2013-12-24T23:00:00+01:00
dTimStart: 2013-12-24T22:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Bled down pressure above DHSV from 110 bar to 40 bar.
Meanwhile performed TBT prior to R/D WL equipment.
dTimEnd: 2013-12-25T00:00:00+01:00
dTimStart: 2013-12-24T23:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
Lithology and shows: