Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-07-05T00:00:00+02:00 to 2008-07-06T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-07-06T00:00:00+02:00
dTimDiaHoleStart: 2008-07-03T02:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with BHA #3 and confirm perforation. Rig up BHA #4. RIH and perforation interval #3 on WL. 
hpht: 0
md: 3750
mdCsgLast: 3695
mdDiaHoleStart: 3761
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 81
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: RIH with BHA #2 and perforate interval #1 on WL and tractor. Sucess. Rig up BHA #3. RIH and perforation interval #2 on WL and tractor. 
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-07-05T10:00:00+02:00
density: 1.37
locationSample: Reserve pit
md: 3750
mudClass: oil based
presBopRating: 690
pv: 25
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 7.5
dTim: 2008-07-05T00:00:00+02:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-07-06T00:00:00+02:00
equivalentMudWeight: 1.02
md: 3006
readingKind: measured
Survey stations:
Activities:
comments: Continued trouble shooting problem with power supply and found loose rele. Fastened rele and installed ex-cover on WL winch.
dTimEnd: 2008-07-05T01:30:00+02:00
dTimStart: 2008-07-05T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- rig up/down
state: ok
stateDetailActivity: equipment failure
comments: Lowered orientating weight and 30 ft gun section into lower riser section and hung off in C-plate. Filled riser with 200 ltrs of Ramex. Connected and armed perforating guns according to Schlumberger procedure.
dTimEnd: 2008-07-05T02:30:00+02:00
dTimStart: 2008-07-05T01:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- rig up/down
state: ok
stateDetailActivity: equipment failure
comments: Leak tested in-situ sub to 30/185 bar 5/10 min using Seawell pumpe and 100% MEG. Ok. Bled down grease pressure and filled riser/lubricator with 253 ltrs of 100% MEG using cmt unit. Unable to start RIH with BHA #1 due to power shut down on WL winch.
dTimEnd: 2008-07-05T04:30:00+02:00
dTimStart: 2008-07-05T02:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- rig up/down
state: ok
stateDetailActivity: equipment failure
comments: Trouble shoot problem with power supply on WL winch.
dTimEnd: 2008-07-05T06:00:00+02:00
dTimStart: 2008-07-05T04:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- rig up/down
state: ok
stateDetailActivity: equipment failure
comments: Open HMV and SV (43 turns). Equalized and opened DHSV. RIH with BHA #2 to perforate interval #1 from surface to 233 m. Powered up logging unit with guns 70 m below seabed.
dTimEnd: 2008-07-05T07:00:00+02:00
dTimStart: 2008-07-05T06:00:00+02:00
md: 233
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with BHA #2 from 233 to 3122 m. PU 50 m every 500 m due to new cable. Ran carefully through DHSV and pulled back up to confirm that it was fully open. Up weigh 480kg / hanging weight 466 kg at 493 m MDRT. Weights while RIH was according to tension simulations. Correlated and adjusted depth by 1 m before starting tractor.
dTimEnd: 2008-07-05T10:00:00+02:00
dTimStart: 2008-07-05T07:00:00+02:00
md: 3122
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Powered up WL tractor and continued RIH with BHA #2 to perforate interval #1 from 3122 to 3400 m. Running speed 12 m/min.
dTimEnd: 2008-07-05T10:45:00+02:00
dTimStart: 2008-07-05T10:00:00+02:00
md: 3400
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Performed correlation log from 3400 m to 3200 m using GR. Powered up WL tractor and ran back down to 3400 m.
dTimEnd: 2008-07-05T11:30:00+02:00
dTimStart: 2008-07-05T10:45:00+02:00
md: 3400
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Fired guns and perforated interval #1, from 3345 - 3354.2 m MDRT. Good indication of firing on DHPG.
dTimEnd: 2008-07-05T11:45:00+02:00
dTimStart: 2008-07-05T11:30:00+02:00
md: 3358
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed GR-CCL log from 3266 m to 2450 m MDRT.
dTimEnd: 2008-07-05T13:15:00+02:00
dTimStart: 2008-07-05T11:45:00+02:00
md: 2560
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH with BHA #1 from 2450 m to 250 m. Powered down logging unit with guns 70 m below seabed. Closed  HMV and SV.
dTimEnd: 2008-07-05T15:00:00+02:00
dTimStart: 2008-07-05T13:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Broke lubricator at in-situ sub and LD toolstring.
dTimEnd: 2008-07-05T17:15:00+02:00
dTimStart: 2008-07-05T15:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Opened KWV and HMV and attempted to bullehead baseoil using cmt unit. Stopped when pressure reached 100 bar at 80 lpm. 2.9 m3 baseoil pumped in total.

Meanwhile performed surface checks on Wellteck tractor and removed PGGT and chock absorber from toolstring.
dTimEnd: 2008-07-05T18:00:00+02:00
dTimStart: 2008-07-05T17:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued to perform surface checks on Welltech tractor. Lost contact with Schlumberger logging unit. Meanwhile held time-out for safety with drill crew with focus on the dropped object.
dTimEnd: 2008-07-05T20:00:00+02:00
dTimStart: 2008-07-05T18:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Schlumberger unit experienced power shut down and had to restart all systems.
dTimEnd: 2008-07-05T21:00:00+02:00
dTimStart: 2008-07-05T20:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- rig up/down
state: ok
stateDetailActivity: equipment failure
comments: Went through Schlumberger and Welltech checklists. Checked CCL and gun switches.
dTimEnd: 2008-07-05T22:00:00+02:00
dTimStart: 2008-07-05T21:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: MU and installed BHA #3 to perforate interval #2.
dTimEnd: 2008-07-05T23:00:00+02:00
dTimStart: 2008-07-05T22:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Lowered orientating weight and 30 ft gun section into lower riser section and hung off in C-plate. Filled riser with 200 ltrs of Ramex. Connected and armed perforating guns according to Schlumberger procedure.
dTimEnd: 2008-07-05T23:45:00+02:00
dTimStart: 2008-07-05T23:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Leak tested in-situ sub to 30/150 bar 5/10 min using Seawell pumpe and 100% MEG. Ok.
dTimEnd: 2008-07-06T00:00:00+02:00
dTimStart: 2008-07-05T23:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: