Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-11-27T00:00:00+01:00 to 2014-11-28T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-11-28T00:00:00+01:00
dTimDiaHoleStart: 2014-11-27T09:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Complete rig up on well. RIH to perform RST & PLT logging.
hpht: 0
md: -999.99
mdCsgLast: 4087.1
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Well handed over from production department to D&W. Started to rig up WL equipment on well.
tightWell: 0
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Removed scaffolding in the moonpool. Prepared for skidding cantiliver.
dTimEnd: 2014-11-27T11:00:00+01:00
dTimStart: 2014-11-27T09:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Skidded cantiliver from F-12 to F-1.
dTimEnd: 2014-11-27T14:30:00+01:00
dTimStart: 2014-11-27T11:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Built scaffolding in the moonpool and prepared WL equipment for rigging up.
Meanwhile F-1 handed over from production department to D&W.
dTimEnd: 2014-11-27T18:00:00+01:00
dTimStart: 2014-11-27T14:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Changed well hatch with wireline hatch. Contacted production operator and bled off XMT cross to 0 bar prior and R/U chicksan manifold on XMT.
dTimEnd: 2014-11-27T20:30:00+01:00
dTimStart: 2014-11-27T18:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to start rigging on well.
dTimEnd: 2014-11-27T20:45:00+01:00
dTimStart: 2014-11-27T20:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Removed Top cap and rigged up lower riser using tugger. Installed BOP and connected hoses. Perfomed function test of BOP.
dTimEnd: 2014-11-27T22:45:00+01:00
dTimStart: 2014-11-27T20:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Production operator filled lower riser section up to BOP with MEG and leak tested same. Prepared for installing upper riser section.
dTimEnd: 2014-11-28T00:00:00+01:00
dTimStart: 2014-11-27T22:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: