Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-29T00:00:00+02:00 to 2008-06-30T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-30T00:00:00+02:00
dTimDiaHoleStart: 2008-06-28T08:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pull BPV. Modify support bracket and/or shoe/clamp. Inflow test XMT valves. Test coflex hose. Commission XMT.
hpht: 0
md: 3750
mdCsgLast: 3695
mdDiaHoleStart: 3761
mdPlanned: -999.99
mdPlugTop: 3654
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 75
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Hooked up coflex hose to production hub in wellhead. Tested DHPG outlet. Installed flowline support bracket - wrong type. Tested DHSV/ASV lines/exit blocks. Modified and made up correct flowline support bracket. Pulled in and made up coflex hose to XMT. Attempted to fit support bracket shoe/clamp - too narrow gap to fit. Hooked up hose to XMT and performed body test to 345 bar / 10 min. Lined up for filling coflex hose.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-29T00:00:00+02:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Spliced DHPG cable. Made up DHPG wellhead outlet to exit block according to WD procedure. Pressure tested wellhead outlet -  negative. Observed leakage around threads between wellhead outlet and exit block. Dismanteled wellhead outlet and found damage on primary metal seal around threads. Discussed situation. Decided to go ahead with XMT hook up activities.

Meanwhile serviced TDS.
dTimEnd: 2008-06-29T02:00:00+02:00
dTimStart: 2008-06-29T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed flow spool on XMT with tugger support from drillfloor according to instructions from production.
dTimEnd: 2008-06-29T03:30:00+02:00
dTimStart: 2008-06-29T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up XMT flow spool with hy-torq kit. Worked to hook up coflex hose to wellhead module production hub. Used slings, chainhoists and eagle clamps as required to support/jack coflex hose. 

Meanwhile hung off travelling block for 6 month maintenance of crown block.
dTimEnd: 2008-06-29T06:00:00+02:00
dTimStart: 2008-06-29T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Hooked up coflex hose to hub in wellhead module. Made up clamp with Hy-torq kit.
dTimEnd: 2008-06-29T08:30:00+02:00
dTimStart: 2008-06-29T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed hatches and transferred flowline support bracket to XMT deck. Installed hatches
dTimEnd: 2008-06-29T09:15:00+02:00
dTimStart: 2008-06-29T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed DHPG wellhead outlet. Cut and reterminated DHPG conductor. Replaced seals and re-installed DHPG wellhead outlet according to WD procedure. Tested wellhead outlet through exit block to 345 bar / 10 min - ok. Hooked up DHPG to wellhead junction box. Found that flow spool on XMT had wrong allignement.
dTimEnd: 2008-06-29T10:45:00+02:00
dTimStart: 2008-06-29T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke bolts on flowline spool. Re-alligned flowline spool.
dTimEnd: 2008-06-29T12:30:00+02:00
dTimStart: 2008-06-29T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed flowline hub support bracket on XMT. Found that it was the wrong bracket, even though it was marked F-14.
dTimEnd: 2008-06-29T13:30:00+02:00
dTimStart: 2008-06-29T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Reverted to testing hydraulic control lines. Hooked up BOT pump. Tested DHSV line and exit block to 570 bar / 15 min - ok. Tested ASV line and exit block to 570 bar / 15 min - ok.
dTimEnd: 2008-06-29T17:15:00+02:00
dTimStart: 2008-06-29T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed chain hoists and slings from flowlines and repalced with 5 MT chainhoists and slings.
dTimEnd: 2008-06-29T18:15:00+02:00
dTimStart: 2008-06-29T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed wellhead bracket from XMT and put on weatherdeck. Meanwhile cut bolt holes in F-14 support bracket in mechanical workshop.
dTimEnd: 2008-06-29T20:00:00+02:00
dTimStart: 2008-06-29T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged chainblocks and slings in moonpool for supporting tugger when pulling in coflex flowline Made up bolts on flow spool with Hy-torq kit.
dTimEnd: 2008-06-29T22:00:00+02:00
dTimStart: 2008-06-29T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled/jacked coflex flowline hose using chain hoists, slings and tugger from drillfloor. Brought modified support bracket to XMT deck. Installled support bracket on XMT.

Meanwhile serviced fwd PRS.
dTimEnd: 2008-06-30T00:00:00+02:00
dTimStart: 2008-06-29T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: