Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2016-08-15T00:00:00+02:00 to 2016-08-16T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-08-16T00:00:00+02:00
dTimDiaHoleStart: 2016-08-14T18:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Inflow test deep set plug
- Install and test shallow set plug
- Remove Xtree and spacer spool
- Start installing high pressure riser and BOP
hpht: 0
md: -999.99
mdCsgLast: 3519
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Rig up WL well control equipment, pressure tested same
- Bullheaded washpill and sea water into the well
- Set and pressure tested deepset plug

tightWell: 0
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Removed well cap on F-12. Installed lower riser joint and WL BOP
dTimEnd: 2016-08-15T01:45:00+02:00
dTimStart: 2016-08-15T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Connect WL control lines and hoses to BOP. Function tested BOP
Rigged up kill hose to tree
P/U upper WL riser joint
Lifted WL equipment to rig floor
dTimEnd: 2016-08-15T03:45:00+02:00
dTimStart: 2016-08-15T01:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting w/ new crew
dTimEnd: 2016-08-15T04:00:00+02:00
dTimStart: 2016-08-15T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed upper riser joint on top of BOP
Meanwhile continued to open rig BOP for inspection
dTimEnd: 2016-08-15T04:30:00+02:00
dTimStart: 2016-08-15T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed BX inserts to 3.5in
Meanwhile continued to open rig BOP for inspection
dTimEnd: 2016-08-15T04:45:00+02:00
dTimStart: 2016-08-15T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued to R/U WL equipment above RKB 
Meanwhile continued to inspect and clean rig BOP. M/U WL lubricator on HTS and installed hoses on same. Filled A and B annulus.
dTimEnd: 2016-08-15T07:45:00+02:00
dTimStart: 2016-08-15T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted lubricator from HTS to TDS
dTimEnd: 2016-08-15T08:00:00+02:00
dTimStart: 2016-08-15T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Built cable head and tested same
Meanwhile worked on flow line and cleaned BOP from cement
dTimEnd: 2016-08-15T08:30:00+02:00
dTimStart: 2016-08-15T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to P/U tool string w/ deep set plug BHA (run#4)
dTimEnd: 2016-08-15T08:45:00+02:00
dTimStart: 2016-08-15T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U tool string, installed kill hose onto the tree
dTimEnd: 2016-08-15T10:00:00+02:00
dTimStart: 2016-08-15T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to fill and pressure test WL rig up
dTimEnd: 2016-08-15T10:15:00+02:00
dTimStart: 2016-08-15T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Flushed lines w/ 50/50 MEG. Filled WL riser and lubricator
dTimEnd: 2016-08-15T11:00:00+02:00
dTimStart: 2016-08-15T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pressure tested WL rig up to 20/345bar for 5/10min
dTimEnd: 2016-08-15T11:45:00+02:00
dTimStart: 2016-08-15T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to bullhead the well
dTimEnd: 2016-08-15T12:00:00+02:00
dTimStart: 2016-08-15T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Opened MV and HMV. Observed pressure inside tree increased to 55 Bar. 
Applied 520 bar on control lines for DHSV. Performed line test and open KWV. 
Pumped 3 m3 50/50 MEG/SW with cement unit @ 1100l/min - 83bar
dTimEnd: 2016-08-15T12:30:00+02:00
dTimStart: 2016-08-15T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pumped 10m3 Wash pill at  1300l/min - 91bar
dTimEnd: 2016-08-15T12:45:00+02:00
dTimStart: 2016-08-15T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Bullheaded well with sea water at 1300l/min, +/- 90 Bar. After pumped 40m3, standpipe pressure started to increase slowly. 
Final circulation pressure 151bar
dTimEnd: 2016-08-15T15:00:00+02:00
dTimStart: 2016-08-15T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pumped 10m3 MEG/SW with cement unit at 1100l/min 
SIWHP when stopped pumping 55bar
dTimEnd: 2016-08-15T15:15:00+02:00
dTimStart: 2016-08-15T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Equalized and opened SV. 
RIH with WL to 3010m.
dTimEnd: 2016-08-15T17:45:00+02:00
dTimStart: 2016-08-15T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Correlated depth w/ BHA (run#4). Correlation interval 2850m-3005m
dTimEnd: 2016-08-15T19:30:00+02:00
dTimStart: 2016-08-15T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Trouble shoot winch after not able to achieve stable running speed with winch. Suspected overheating of hydraulic system
dTimEnd: 2016-08-15T20:30:00+02:00
dTimStart: 2016-08-15T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Set plug w/ mid packer element at 3003 m. Confirmed plug set w/ tagging
dTimEnd: 2016-08-15T21:00:00+02:00
dTimStart: 2016-08-15T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: POOH from 3003 m to surface. Average pulling speed 22m/min
Meanwhile performed TBT for pressure testing of plug
dTimEnd: 2016-08-15T23:15:00+02:00
dTimStart: 2016-08-15T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Closed SV and inflow tested same
Meanwhile lined up cement unit for pressure test plug
dTimEnd: 2016-08-16T00:00:00+02:00
dTimStart: 2016-08-15T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
Lithology and shows: