Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1992-11-28T00:00:00+01:00 to 1992-11-29T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-18T00:00:00+02:00
dateDrillComplete: 1992-12-18
daysBehind: 27.1
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1992-11-29T00:00:00+01:00
dTimDiaHoleStart: 1992-11-22T15:00:00+01:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: -RUN IN HOLE WITH 12 1/4" BIT,DRILL OUT PLUGS,CEMENT,FLOAT AND SHOE.
-DRILL 5 M FROM 1490 M TO 1495 M.
-CIRCULATE AND CONDITION MUD.
-PULL INTO SHOE, PERFORM LEAK OFF TEST.
-DISPLACE HOLE TO NEW 1,2 SG KCL/POLYMER MUD.
-DRILL 12 1/4" HOLE.
hpht: 0
md: 1490
mdCsgLast: 1481.7
mdDiaHoleStart: 552
mdKickoff: 562
mdPlanned: -999.99
reportNo: 29
ropCurrent: -999.99
sum24Hr: -POOH WITH WEAR BUSHING TOOL.
-PRESSURE TESTED TOP DRIVE TO 20/220 BAR.
-LAID DOWN TAM PACKER,CEMENT HEAD AND 17 1/2" BOTTOM HOLE ASSEMBLY.
-RAN GYRO DOWN TO 1400 M.
-LOGGED CBL FROM 1405 M.
-MADE UP 12 1/4" BOTTOM HOLE ASSEMBLY.
tightWell: 0
tvd: 1273
tvdCsgLast: 1268.5
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1992-11-28T21:00:00+01:00
density: 1.22
locationSample: Active pit
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: 15
type: KCL/PAC/PHPA
visFunnel: 51
yp: 6.5
Pore pressure:
dTim: 1992-11-29T00:00:00+01:00
equivalentMudWeight: 1.04
md: 1490
readingKind: estimated
Survey stations:
Activities:
comments: R/D CASING STABBING BOARD. BROKE PLUG LAUNCHER FROM SINGLE TRIP TOOL.
dTimEnd: 1992-11-28T01:00:00+01:00
dTimStart: 1992-11-28T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: MADE UP WEAR BUSHING TO SPRING LOADED TOOL. RIH AND SET 13 3/8" WEARBUSHING.
dTimEnd: 1992-11-28T02:00:00+01:00
dTimStart: 1992-11-28T01:00:00+01:00
md: 106
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: PRESSURE TESTED BOP 20/220 BAR ON YELLOW POD, FUNCTION TEST BOP ON BLUE POD. FUNCTION TESTED ACOUSTIC SYSTEM.
dTimEnd: 1992-11-28T06:00:00+01:00
dTimStart: 1992-11-28T02:00:00+01:00
md: 106
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: PULLED OUT OF HOLE WITH WEAR BUSHING RUNNING TOOL,JET SUB AND LAID DOWN SAME.
dTimEnd: 1992-11-28T06:30:00+01:00
dTimStart: 1992-11-28T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: PRESSURE TESTED LOWER/UPPER KELLY COCK, KELLY HOSE ON TOPDRIVE TO 20/220 BAR,OK.
dTimEnd: 1992-11-28T08:00:00+01:00
dTimStart: 1992-11-28T06:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: LAID DOWN 13 3/8" TAM PACKER AND CEMENT HEAD.
dTimEnd: 1992-11-28T09:00:00+01:00
dTimStart: 1992-11-28T08:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: LAID DOWN 17 1/2" BOTTOM HOLE ASSEMBLY.
dTimEnd: 1992-11-28T12:30:00+01:00
dTimStart: 1992-11-28T09:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIGGED UP ATLAS WIRE LINE.
dTimEnd: 1992-11-28T13:30:00+01:00
dTimStart: 1992-11-28T12:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- survey
state: ok
stateDetailActivity: success
comments: RAN GYRO ON ATLAS WIRELINE.GYRO STOPPED AT 1407 M.CHECK LOGGED OUT OF HOLE.LAID DOWN GYRO.
dTimEnd: 1992-11-28T19:30:00+01:00
dTimStart: 1992-11-28T13:30:00+01:00
md: 1400
phase: fixed
proprietaryCode: drilling -- survey
state: ok
stateDetailActivity: success
comments: RAN CBL. CBL LOG STOPPED AT 1407 M. LOGGED CBL.
dTimEnd: 1992-11-29T00:00:00+01:00
dTimStart: 1992-11-28T19:30:00+01:00
md: 1407
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: