Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2015-08-09T00:00:00+02:00 to 2015-08-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
daysBehind: 2.3
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-08-10T00:00:00+02:00
dTimDiaHoleStart: 2015-08-05T11:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Waiting for new Add-on drum with 7/16'' cable from onshore.
hpht: 0
md: -999.99
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 5
ropCurrent: -999.99
sum24Hr: RIH wiht BHA #2 perf.run #1. Lost communicaton with tractor. Add-on drum came out of position and damaged cable. POOH and L/D BHA. 
tightWell: 0
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to drain lubricator to closed drain.
dTimEnd: 2015-08-09T01:25:00+02:00
dTimStart: 2015-08-09T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Performed TBT prior to L/D toolstring.
dTimEnd: 2015-08-09T01:35:00+02:00
dTimStart: 2015-08-09T01:25:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Broke lubricator and L/D tractor and GR/CCL.
dTimEnd: 2015-08-09T02:20:00+02:00
dTimStart: 2015-08-09T01:35:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Schlumberger and Altus checked compatibility issue.
dTimEnd: 2015-08-09T04:00:00+02:00
dTimStart: 2015-08-09T02:20:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Schlumberger and Altus performed hot check for perforation run #1.
dTimEnd: 2015-08-09T05:45:00+02:00
dTimStart: 2015-08-09T04:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed TBT prior to M/U tractor and perforation guns.
dTimEnd: 2015-08-09T06:00:00+02:00
dTimStart: 2015-08-09T05:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: M/U BHA #2 for perf. run #1.
dTimEnd: 2015-08-09T07:00:00+02:00
dTimStart: 2015-08-09T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed TBT for dayshift.
dTimEnd: 2015-08-09T07:15:00+02:00
dTimStart: 2015-08-09T07:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Continued M/U BHA #2 (3 1/8'' tractor and 4,5'' perf.guns). Added 30 litr Ramex 50/50 MEG in riser.
Leak tested lubricator/QTS to 20/345 bar 5/10 min.
dTimEnd: 2015-08-09T09:00:00+02:00
dTimStart: 2015-08-09T07:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ BHA #2 " by gravity from 0 m to 3521 m. WHP 71bar. 
Depth:                  P/U Weight:
500 m                  2700 lbs
1000 m                3300 lbs
1500 m                4050 lbs
2000 m                4800 lbs
2500 m                5650 lbs
3000 m                5400 lbs
3500 m                5400 lbs

dTimEnd: 2015-08-09T12:15:00+02:00
dTimStart: 2015-08-09T09:00:00+02:00
md: 3521
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across pup at 3472 m.
dTimEnd: 2015-08-09T12:50:00+02:00
dTimStart: 2015-08-09T12:15:00+02:00
md: 3521
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued RIH w/ BHA #2 from 3521 m to 3565 m. Toolstring stopped.
dTimEnd: 2015-08-09T12:55:00+02:00
dTimStart: 2015-08-09T12:50:00+02:00
md: 3565
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH with tractor activated from 3565 m to 3592 m. Lost communicaton with tractor.
dTimEnd: 2015-08-09T13:10:00+02:00
dTimStart: 2015-08-09T12:55:00+02:00
md: 3592
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Troubleshooted tractor. Not possible to activate tractor. Decided to POOH.
dTimEnd: 2015-08-09T14:00:00+02:00
dTimStart: 2015-08-09T13:10:00+02:00
md: 3592
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH from 3592 to 3355 m.  Add-on drum turned and came out of position and damaged cable.
dTimEnd: 2015-08-09T14:10:00+02:00
dTimStart: 2015-08-09T14:00:00+02:00
md: 3355
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Inspected cable and found wire strand damaged.
dTimEnd: 2015-08-09T14:50:00+02:00
dTimStart: 2015-08-09T14:10:00+02:00
md: 3355
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Time out and evaluated situation. Aligned and secured Add-on drum.
dTimEnd: 2015-08-09T15:35:00+02:00
dTimStart: 2015-08-09T14:50:00+02:00
md: 3355
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH from 3355 m to surface. WHP 72 bar. Closed SV & HMV and inflow tested same. Bled off lubricator and purged R/U with N2 to closed drain.
Meanwhile mobilised new cable from onshore.
dTimEnd: 2015-08-09T21:00:00+02:00
dTimStart: 2015-08-09T15:35:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Performed TBT for L/D toolstring and lubricator.
dTimEnd: 2015-08-09T21:15:00+02:00
dTimStart: 2015-08-09T21:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Broke lubricator. L/D BHA on deck. L/D lubricator on catwalk. Spoled back cabel to winch.
dTimEnd: 2015-08-10T00:00:00+02:00
dTimStart: 2015-08-09T21:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
Lithology and shows: