Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2016-10-11T00:00:00+02:00 to 2016-10-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-12T00:00:00+02:00
dTimDiaHoleStart: 2016-10-01T15:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Cut production riser at 134,9 m
- Remove hoses and valves from multibowl
- Pull multibowl to drill floor and rig up false rotary
- Pull inner string and R/B BHAs
- M/U multibowl RT and pull, cut and L/O tensioner joint
- Pull, cut and L/O riser joints
- R/D riser equipment
hpht: 0
md: -999.99
mdCsgLast: 3508
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2755
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 11
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Installed NT2 connector on multibowl.
- P/U and RIB with cutter and multibowl RT
- Removed production riser tension cylinders
- R/D riser centralizers and boat collision stool
- Cleared cantilever and installed deck beams
tightWell: 0
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Lowered NT2 connector for multibowl. M/U NT2 connector on multibowl.
dTimEnd: 2016-10-11T00:45:00+02:00
dTimStart: 2016-10-11T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed master bushing and removed box ring from rotary.
dTimEnd: 2016-10-11T01:00:00+02:00
dTimStart: 2016-10-11T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for handling PR cutter BHA
dTimEnd: 2016-10-11T01:15:00+02:00
dTimStart: 2016-10-11T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U cutter BHA and RIH with same.
P/U and M/U mutlibowl RT.
dTimEnd: 2016-10-11T04:15:00+02:00
dTimStart: 2016-10-11T01:15:00+02:00
md: 134.9
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ BHA and M/U multibowl RT in WH.
Took 20 ton OP to verify RT engaged in WH.
M/U TDS
Performed debrief after M/U BHA.
dTimEnd: 2016-10-11T04:30:00+02:00
dTimStart: 2016-10-11T04:15:00+02:00
md: 134.9
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for R/D tension cylinders on PR
dTimEnd: 2016-10-11T05:00:00+02:00
dTimStart: 2016-10-11T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Bled off pressure in PR tension cylinders, observed 35 ton increase on weight indicator
dTimEnd: 2016-10-11T05:30:00+02:00
dTimStart: 2016-10-11T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared WH/tension ring for removal
dTimEnd: 2016-10-11T07:00:00+02:00
dTimStart: 2016-10-11T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for removing tension cylinders with ongoing crew
dTimEnd: 2016-10-11T07:15:00+02:00
dTimStart: 2016-10-11T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued bleeding off tension cylinders.
R/D tension cylinders, left the cylinders hanging from top mounting point.
Secured tension cylinders.
Meanwhile: Assisted crane with backload. Cleaned shaker pits.
dTimEnd: 2016-10-11T11:30:00+02:00
dTimStart: 2016-10-11T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed information meeting with all involved personnel for riser pulling operations.
dTimEnd: 2016-10-11T12:00:00+02:00
dTimStart: 2016-10-11T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D boat collision stool and prepared to remove centralizers from centralizer deck.
Connected 3 x weco 1502 hoses to WH outlets.
Meanwhile: Assisted crane with backload. Continued cleaning shaker pits.
dTimEnd: 2016-10-11T15:30:00+02:00
dTimStart: 2016-10-11T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Waited on supply boat for riser equipment

Meanwhile:
Performed housekeeping on cantilever. Removed pipes and equipment from cantilever to make space for riser joints.
Assisted crane with backload. Continued cleaning shaker pits.
dTimEnd: 2016-10-11T19:00:00+02:00
dTimStart: 2016-10-11T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Performed TBT for R/U riser handling equipment
dTimEnd: 2016-10-11T19:15:00+02:00
dTimStart: 2016-10-11T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U tailing arm and saddle on HTS.
Continued to clear cantilever.
Installed beams on cantilever deck for L/O riser joints.
dTimEnd: 2016-10-11T20:30:00+02:00
dTimStart: 2016-10-11T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed information meeting with all involved personnel for riser pulling operations.
dTimEnd: 2016-10-11T21:00:00+02:00
dTimStart: 2016-10-11T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued to clear cantilever. Installed deck beams on cantilever.
dTimEnd: 2016-10-11T23:45:00+02:00
dTimStart: 2016-10-11T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Spotted riser handling equipment.
Meanwhile: Cleared drill floor.
dTimEnd: 2016-10-12T00:00:00+02:00
dTimStart: 2016-10-11T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: