Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2016-10-05T00:00:00+02:00 to 2016-10-06T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-06T00:00:00+02:00
dTimDiaHoleStart: 2016-10-01T15:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Tag cement w/ tubing
- Release spear from tubing, 
- POOH w/ spear and L/D 5.5in DP
- Retrieve MS-T seal
- Cut 10 3/4in surface tieback
- Pull and L/D 10 3/4in surface tieback casing
- Release tieback adapter
hpht: 0
md: -999.99
mdCsgLast: 3508
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2755
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 5
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Finished pulling and L/D 7in tubing
- Circulated well clean to sea water
- Placed balanced cement plug in 9 5/8in casing
- L/D 300m of 5.5in DP
- Engaged spear and RIH w/ 7in tubing on spear
- WOC
tightWell: 0
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2016-10-05T15:40:00+02:00
density: 1.03
locationSample: Flowline
md: -999.99
mudClass: water based
presBopRating: 345
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Pulled and L/D the remaining 5x joints of 7in tubing. Average pulling speed 7joints/hour. Totally pulled 45x joints and DHSV assy
dTimEnd: 2016-10-05T00:30:00+02:00
dTimStart: 2016-10-05T00:00:00+02:00
md: 2049
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to M/U swedge
dTimEnd: 2016-10-05T00:45:00+02:00
dTimStart: 2016-10-05T00:30:00+02:00
md: 2049
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: M/U swedge assembly w/ casing tong
dTimEnd: 2016-10-05T01:15:00+02:00
dTimStart: 2016-10-05T00:45:00+02:00
md: 2049
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Removed control line drum. Moved casing tong. Broke off swedge from FOSV. Install 5,5in inserts in BX elevator. M/U 1x std of 5,5in DP. Removed casing slips and installed DP slips. Cleared rig floor
dTimEnd: 2016-10-05T03:00:00+02:00
dTimStart: 2016-10-05T01:15:00+02:00
md: 2049
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ 7in tubing on 5,5in DP from 2049m to 2291. Average RIH speed 485m/hour
dTimEnd: 2016-10-05T03:30:00+02:00
dTimStart: 2016-10-05T03:00:00+02:00
md: 2049
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Filled pipe
dTimEnd: 2016-10-05T03:45:00+02:00
dTimStart: 2016-10-05T03:30:00+02:00
md: 2291
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH w/ 7in tubing on 5,5in DP from 2291m to 2616m. Average RIH speed 650 m/hour
dTimEnd: 2016-10-05T04:15:00+02:00
dTimStart: 2016-10-05T03:45:00+02:00
md: 2616
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to circulating well to sea water
dTimEnd: 2016-10-05T04:30:00+02:00
dTimStart: 2016-10-05T04:15:00+02:00
md: 2616
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Started to circulate well to sea water. Staged up pumps to 3000 l/min - 78bar. Observed dirty fluid in returns. OIW reading is above 100ppm. No gas. After 50m3 pumped pulled 3m above combination wiper plug. Continued circulating. Shakers overflowed, reduced the rate to 2200l/min - 56bar. Circulated additional 112 m3. Observed clear returns after total of 162 m3 pumped. OIW content less than 30 ppm. Stopped pumps. Installed pump in sub w/ LT valve.
dTimEnd: 2016-10-05T06:00:00+02:00
dTimStart: 2016-10-05T04:30:00+02:00
md: 2616
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: R/B 1x stand. Installed side entry sub assembly and connected cement hose, spaced out to 2614m bottom of tubing string
dTimEnd: 2016-10-05T06:45:00+02:00
dTimStart: 2016-10-05T06:00:00+02:00
md: 2614
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Lined up/prepared to pump wash pill
dTimEnd: 2016-10-05T07:00:00+02:00
dTimStart: 2016-10-05T06:45:00+02:00
md: 2614
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to place pump balance cement plug
dTimEnd: 2016-10-05T07:15:00+02:00
dTimStart: 2016-10-05T07:00:00+02:00
md: 2614
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped 20m3 wash pill with mud pumps, 2700l/min - 79bar. Applied 20 bar behind IBOP, verified line up
dTimEnd: 2016-10-05T08:00:00+02:00
dTimStart: 2016-10-05T07:15:00+02:00
md: 2614
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Balanced cement plug (2616 m - 2416 m ): Mixed and pumped 9,4 m3 of 1,9 SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 2900 l of drill water. Zeroed volume counters. Displaced the cement with 37 m3 (1670 strokes) of SW, 2900 l/min/ 51 bar. Pulled out of cement to 2416m at 4 min/stand. Theoretical TOC 2416 m MD.
dTimEnd: 2016-10-05T09:30:00+02:00
dTimStart: 2016-10-05T08:00:00+02:00
md: 2416
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed sponge ball. Pumped 10m3 hi-vis at 2400l/min / 43 bar. Circulated out cement at max of 3400 l/min/ 116 bar. Diverted returns overboard. L/D pup joint and R/B 1x stand to 2372m. Meanwhile WOC
dTimEnd: 2016-10-05T10:15:00+02:00
dTimStart: 2016-10-05T09:30:00+02:00
md: 2372
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to wash BOP w/ jetting tool. Meanwhile WOC
dTimEnd: 2016-10-05T10:30:00+02:00
dTimStart: 2016-10-05T10:15:00+02:00
md: 2372
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed closed FOSV and BOP wash tool, made 10x passes in BOP and well head  area at 1500 LPM / 12 bar, operated rams and annular once. L/D BOP wash tool. Meanwhile WOC
dTimEnd: 2016-10-05T12:00:00+02:00
dTimStart: 2016-10-05T10:30:00+02:00
md: 2372
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to L/D DP. Meanwhile WOC
dTimEnd: 2016-10-05T12:15:00+02:00
dTimStart: 2016-10-05T12:00:00+02:00
md: 2372
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed pipe deck rollers. POOH and L/D singles of 5,5in DP from 2372m to 2052m. Meanwhile WOC
dTimEnd: 2016-10-05T14:15:00+02:00
dTimStart: 2016-10-05T12:15:00+02:00
md: 2052
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed DP slips and installed master bushing. Meanwhile WOC
dTimEnd: 2016-10-05T14:30:00+02:00
dTimStart: 2016-10-05T14:15:00+02:00
md: 2052
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to R/U casing tong. Meanwhile WOC
dTimEnd: 2016-10-05T14:45:00+02:00
dTimStart: 2016-10-05T14:30:00+02:00
md: 2052
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: R/U casing tong and broke off swedge from top of tubing string. Meanwhile WOC
dTimEnd: 2016-10-05T15:15:00+02:00
dTimStart: 2016-10-05T14:45:00+02:00
md: 2049
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: R/D casing tong. Meanwhile WOC
dTimEnd: 2016-10-05T15:45:00+02:00
dTimStart: 2016-10-05T15:15:00+02:00
md: 2049
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: P/U spear BHA, set in catch position and engaged into tubing string, RIH to 2084m. Meanwhile WOC
dTimEnd: 2016-10-05T16:00:00+02:00
dTimStart: 2016-10-05T15:45:00+02:00
md: 2084
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH w/ 5,5in DP from 2084m to 2365m. Average tripping speed 612 m/hour. Performed kick drill. Meanwhile WOC
dTimEnd: 2016-10-05T17:00:00+02:00
dTimStart: 2016-10-05T16:00:00+02:00
md: 2365
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed maintenance on TDS. Cleared chiksans from wellhead. Worked on PMs on drilling equipment. Tested back up BX elevators, good test. Meanwhile WOC
dTimEnd: 2016-10-05T19:00:00+02:00
dTimStart: 2016-10-05T17:00:00+02:00
md: 2365
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned in moonpool. Worked to service both PRSs and TDS. Installed drill pipe slips. Meanwhile WOC
dTimEnd: 2016-10-06T00:00:00+02:00
dTimStart: 2016-10-05T19:00:00+02:00
md: 2365
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: