Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-29T00:00:00+02:00 to 2013-06-30T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-06-30T00:00:00+02:00
dTimDiaHoleStart: 2013-06-28T01:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Test BOP connection.
Slip and cut drill line.
Pull Safelock plug.
Rig up for completion.

hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 33
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Installed tie-back connector and pressure tested same.
Installed adjustable surface hanger and tested same.
Ran seal assembly.

tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-06-29T21:00:00+02:00
density: 1.03
locationSample: Flowline
md: 4770
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
dTim: 2013-06-29T20:00:00+02:00
density: 1.32
locationSample: Reserve pit
md: 4770
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14
dTim: 2013-06-29T22:00:00+02:00
density: 1.32
locationSample: Reserve pit
md: 4770
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14
Pore pressure:
Survey stations:
Activities:
comments: Tagged land off point with 3 Ton.
Landed off tie-back string at 139,73 meter
Rotated string with two turns to engage threads in tie-back adapter.
dTimEnd: 2013-06-29T01:00:00+02:00
dTimStart: 2013-06-29T00:00:00+02:00
md: 139.7
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Released riser RT and POOH with same.
dTimEnd: 2013-06-29T01:30:00+02:00
dTimStart: 2013-06-29T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged down handling equipment for 10 3/4"  tie-back casing and cleared rig floor.
Rigged up for handling of 5 1/2" DP.
dTimEnd: 2013-06-29T03:00:00+02:00
dTimStart: 2013-06-29T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up and made up tie-back torque tool.
Meanwhile drained riser.

dTimEnd: 2013-06-29T03:30:00+02:00
dTimStart: 2013-06-29T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with tie-back connector torque tool on 5 1/2" DP.
Landed and engaged torque tool in tie-back adapter at 139,26 meter.
Made up tie-back connection to 13300 Nm, turned string 5 3/4 RH turns. 


dTimEnd: 2013-06-29T05:30:00+02:00
dTimStart: 2013-06-29T03:30:00+02:00
md: 139.3
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with tie-back connector torque tool on 5 1/2" DP.
dTimEnd: 2013-06-29T06:00:00+02:00
dTimStart: 2013-06-29T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged up handling equipment for 10 3/4"  tie-back casing.
Held toolbox talk.
dTimEnd: 2013-06-29T07:15:00+02:00
dTimStart: 2013-06-29T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up casing hanger landing string and RIH to top of casing hanger at 20,9 meter.
Engaged CHRT with 6 left hand turns.
dTimEnd: 2013-06-29T08:45:00+02:00
dTimStart: 2013-06-29T07:15:00+02:00
md: 20.9
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to test tie-back adapter.
Rigged up swedge and hose for tie-back connector test.
Flushed lines and tested lines to 345 bar for 5 minutes.
Pressure tested tie-back connector to 20 / 345 bar - 5 / 10 minutes. Pumped 466 liters, bled back 461 liters.
Rigged down swedge and hose.
dTimEnd: 2013-06-29T10:45:00+02:00
dTimStart: 2013-06-29T08:45:00+02:00
md: 20.9
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Picked up adjustable sub setting tool and RIH with same to 28,67 m
dTimEnd: 2013-06-29T11:30:00+02:00
dTimStart: 2013-06-29T10:45:00+02:00
md: 28.7
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Applied 133 bar, picked up 2 Ton, bleed off pressure.
Turned string 13 turns and picked up with 30 Ton overpull. Continued to turn untill 9000 Nm torque achieved. Total 14 1/4 turns.
Observed correct movement through annulus port on surface WH.
Final tension 30 Ton.
dTimEnd: 2013-06-29T12:00:00+02:00
dTimStart: 2013-06-29T11:30:00+02:00
md: 28.7
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with adjustable sub setting tool and racked back in derrick.
Changed to 10 3/4" handling equipment.
Made up 10 3/4" x 2002 weco swedge.
Pressure tested adjustable sub internal seal to 30 / 375 bar - 5 / 10 minutes. 
Pumped 446 liters, bled back 446 liters.
Rigged down hose and swedge.
Disengaged CHRT with 6 right hand turns.
POOH with  CHRT from 20,89 meter to surface.
Broke out and laid down CHRT to cantilever.
Rigged down 10 3/4" casing handling equipment and rigged up for handling 5 1/2" DP.
dTimEnd: 2013-06-29T18:00:00+02:00
dTimStart: 2013-06-29T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up 10 3/4" MS-T seal assembly RT and made up same to 5 1/2" DP double.
Connected hydraulic lines to RT and flushed through same.
Function tested 10 3/4" MS-T seal assembly RT.
Installed MS-T seal on RT.
dTimEnd: 2013-06-29T20:15:00+02:00
dTimStart: 2013-06-29T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 10 3/4" MS-T seal assembly and landed off at 20,86 meter.
Attempted to lock RT into riser.
Not able to lock RT into riser due to internal hydraulic leak i RT.
dTimEnd: 2013-06-29T21:00:00+02:00
dTimStart: 2013-06-29T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with 10 3/4" MS-T seal assembly.
Picked up backup 10 3/4" MS-T seal assembly RT and tested same hydraulically.
Verified RT measurements.
RIH with backup 10 3/4" MS-T seal assembly and landed same at 20,86 meter.
dTimEnd: 2013-06-29T23:00:00+02:00
dTimStart: 2013-06-29T21:00:00+02:00
md: 20.9
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Sat MS-T seal assembly.
dTimEnd: 2013-06-30T00:00:00+02:00
dTimStart: 2013-06-29T23:00:00+02:00
md: 20.9
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: