Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-16T00:00:00+02:00 to 2013-10-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 3.3
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-17T00:00:00+02:00
dTimDiaHoleStart: 2013-10-12T11:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH 7" tubing to surface and L/O same.
R/D tubing handling equipment.
Clean and clear rigfloor, service drilling equipment.
P/U and RIH with Safelock plug. Set same at 1818 m
P/T plug from below and above to 240 bar.
Displace to SW at 170 m. POOH w/ plug setting tool.
Retrieve MS-T seal. Disengage adjustable sub. Release tieback adapter.
R/U 10 3/4" casing handling equipment.
hpht: 0
md: 3049
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 58
ropCurrent: -999.99
sum24Hr: POOH with 7" tubing from 2030 m to 320 m. Removed clamps and spooled control line.
L/O joints to deck.
Performed radiation spot checks every 10 joints.
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-16T21:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
dTim: 2013-10-16T10:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: Installed handling equipment for 7" tubing. 
B/O 7" tubing stump and L/O same.
dTimEnd: 2013-10-16T01:30:00+02:00
dTimStart: 2013-10-16T00:00:00+02:00
md: 2030
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH with 7" tubing. Removed clamps and spooled control lines. L/O joints on deck. Experienced difficulties to get slips to grip.
dTimEnd: 2013-10-16T03:00:00+02:00
dTimStart: 2013-10-16T01:30:00+02:00
md: 1996
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: TOFS - Held TBT to discuss use of slips and job sequence, evaluated risks.
dTimEnd: 2013-10-16T03:15:00+02:00
dTimStart: 2013-10-16T03:00:00+02:00
md: 1996
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH with 7" tubing. Removed clamps and spooled control line. L/O joints on deck.
Performed radiation spot checks every 10 joints.
dTimEnd: 2013-10-16T07:00:00+02:00
dTimStart: 2013-10-16T03:15:00+02:00
md: 1705
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT with upcoming shift.
dTimEnd: 2013-10-16T07:15:00+02:00
dTimStart: 2013-10-16T07:00:00+02:00
md: 1705
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH with 7" tubing from 1705 m to 1312 m. Removed clamps and spooled control line. L/O joints on deck.
Performed radiation spot checks every 10 joints.
dTimEnd: 2013-10-16T10:45:00+02:00
dTimStart: 2013-10-16T07:15:00+02:00
md: 1312
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: While L/O tubing joint, string in rotary slipped to dog collar. P/U joint and M/U to string.
Set string using manual slips. L/O joint. Re-installed auto-slips.
dTimEnd: 2013-10-16T11:15:00+02:00
dTimStart: 2013-10-16T10:45:00+02:00
md: 1300
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Auto-slips not able to grip string. Changed out manual slips onto auto frame.
dTimEnd: 2013-10-16T12:00:00+02:00
dTimStart: 2013-10-16T11:15:00+02:00
md: 1300
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH with 7" tubing from 1300 m to 814 m. Removed clamps and spooled control line. L/O joints on deck.
Performed radiation spot checks every 10 joints.
dTimEnd: 2013-10-16T15:45:00+02:00
dTimStart: 2013-10-16T12:00:00+02:00
md: 814
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Changed dies on Weatherford slips. Cleaned and cleared rig floor.
dTimEnd: 2013-10-16T16:15:00+02:00
dTimStart: 2013-10-16T15:45:00+02:00
md: 814
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH with 7" tubing from 814 m to 778 m.
dTimEnd: 2013-10-16T16:30:00+02:00
dTimStart: 2013-10-16T16:15:00+02:00
md: 778
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: While L/O tubing joint, string in rotary slipped. P/U joint and M/U to string.
Replaced worn dies. Re-set slips and L/O joint.
dTimEnd: 2013-10-16T17:15:00+02:00
dTimStart: 2013-10-16T16:30:00+02:00
md: 778
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH with 7" tubing from 778 m to 646 m. Removed clamps and spooled control line. L/O joints on deck.
Performed radiation spot checks every 10 joints.
dTimEnd: 2013-10-16T19:30:00+02:00
dTimStart: 2013-10-16T17:15:00+02:00
md: 646
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Attempted to set slips on joint several times, no success. Removed Weatherford auto slips/dog collar assy. Removed master bushing. Installed PS30 slips.
dTimEnd: 2013-10-16T21:00:00+02:00
dTimStart: 2013-10-16T19:30:00+02:00
md: 646
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH with 7" tubing from 646 m to 320 m. Removed clamps and spooled control line. L/O joints on deck.
Performed radiation spot checks every 10 joints.
dTimEnd: 2013-10-17T00:00:00+02:00
dTimStart: 2013-10-16T21:00:00+02:00
md: 320
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: