Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-29T00:00:00+01:00 to 2014-03-30T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-30T00:00:00+01:00
dTimDiaHoleStart: 2014-03-29T11:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Re-space out 10 3/4" Tieback.
Land same. Install Tieback adapter.
RIH with Adjustable Sub setting tool and lock surface Hanger. 
Pressure test Tieback adapter. RIH and set 10 3/4" Seal assy. RIH and set Bowl protector.
RIH and pull Safelock plug at 641 m. POOH with same.

hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 37
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Installed Multibowl. Energized seals and tested same. Installed annulus valve.
Nippled up BOP. 
Installed Bowl protector. Washed WH area and displaced to brine.
Retrieved Annulus inserts. Retrieved Multibowl.
R/U for running casing. Ran 10 3/4" Tieback.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-29T21:00:00+01:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Oriented and landed Multibowl on top of Tension joint.
dTimEnd: 2014-03-29T00:30:00+01:00
dTimStart: 2014-03-29T00:00:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Energized seals and pressure tested same.
P/U 5 T to ensure slips are locked.
Meanwhile rigged up control line for Claxton tool and prepared for nippling job.
F14 & F15 depressurized at 04:00 hrs. F11 & F12  already depressurized.
dTimEnd: 2014-03-29T03:00:00+01:00
dTimStart: 2014-03-29T00:30:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Adjusted scaffolding to access Claxton tool.
dTimEnd: 2014-03-29T03:30:00+01:00
dTimStart: 2014-03-29T03:00:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected and pulled Claxton tool.
Covered off below BOP deck level.
Broke off XO and racked stand in derrick. L/D Claxton tool. 
Worked on Multibowl. Meanwhile prepared for lifting BOP.
dTimEnd: 2014-03-29T04:45:00+01:00
dTimStart: 2014-03-29T03:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed annular valve.
dTimEnd: 2014-03-29T05:30:00+01:00
dTimStart: 2014-03-29T04:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Moved BOP to well center and nippled up same.
dTimEnd: 2014-03-29T07:00:00+01:00
dTimStart: 2014-03-29T05:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up NT2 connector and installed Tension cylinders on BOP.
Informed Production to start up wells at 08:07 hrs.
dTimEnd: 2014-03-29T08:30:00+01:00
dTimStart: 2014-03-29T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed Slick joint and Diverter.
dTimEnd: 2014-03-29T09:15:00+01:00
dTimStart: 2014-03-29T08:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed Outer ring and Master bushing. Rigged down Diverter chain.
Installed Elevator and Rotator.
dTimEnd: 2014-03-29T09:45:00+01:00
dTimStart: 2014-03-29T09:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Torqued up bolts on Slick joint and energized Diverter seals.
dTimEnd: 2014-03-29T10:00:00+01:00
dTimStart: 2014-03-29T09:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Filled Riser and BOP with seawater.
dTimEnd: 2014-03-29T10:15:00+01:00
dTimStart: 2014-03-29T10:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleared rig floor of excess equipment.
dTimEnd: 2014-03-29T10:30:00+01:00
dTimStart: 2014-03-29T10:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U BOP test tool and M/U same.
RIH with Test tool to 20 m.
Problems getting test on Test tool.
dTimEnd: 2014-03-29T10:45:00+01:00
dTimStart: 2014-03-29T10:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed line-up test to 345 bar for 5 min.
Closed BOP and pressured up to perform Connector test. Leakage observed at Multibowl.
Re-seated tool and tested again - negative.
dTimEnd: 2014-03-29T11:15:00+01:00
dTimStart: 2014-03-29T10:45:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: POOH with Test tool from 20 m and L/O same.
dTimEnd: 2014-03-29T11:30:00+01:00
dTimStart: 2014-03-29T11:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U Bowl protector and RT. M/U same.
dTimEnd: 2014-03-29T11:45:00+01:00
dTimStart: 2014-03-29T11:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with Bowl protector to 20 m and released Bowl protector from tool. POOH with RT. Bowl protector on RT. 
Performed three attempts to set Bowl protector.
dTimEnd: 2014-03-29T13:15:00+01:00
dTimStart: 2014-03-29T11:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U and M/U Jetting assy.
RIH with same to 150 m.
dTimEnd: 2014-03-29T13:45:00+01:00
dTimStart: 2014-03-29T13:15:00+01:00
md: 150
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pumped 15 m3 hiVis and displaced same with seawater at 2500 LPM/5 bar.
Waited 10 min. Jetted area from 150 to 130 m with 3000 LPM/220 bar and 10 RPM/1-2 kNm.
dTimEnd: 2014-03-29T14:30:00+01:00
dTimStart: 2014-03-29T13:45:00+01:00
md: 150
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued RIH with jetting assy from 150 to 183 m.
Displaced well with 1,03 NaCl brine at 3000 LPM/17 bar and 10 RPM/1-2 kNm.
dTimEnd: 2014-03-29T14:45:00+01:00
dTimStart: 2014-03-29T14:30:00+01:00
md: 183
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH from 183 m and L/O Jetting assy.
dTimEnd: 2014-03-29T15:00:00+01:00
dTimStart: 2014-03-29T14:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U Annulus inserts RT and RIH on DP to 142,42 m.
dTimEnd: 2014-03-29T15:30:00+01:00
dTimStart: 2014-03-29T15:00:00+01:00
md: 140.4
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Latched onto Annulus inserts sleeve.
dTimEnd: 2014-03-29T15:45:00+01:00
dTimStart: 2014-03-29T15:30:00+01:00
md: 140.4
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH from 140 m.
dTimEnd: 2014-03-29T16:15:00+01:00
dTimStart: 2014-03-29T15:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed sleeve from RT and L/O same.
dTimEnd: 2014-03-29T16:30:00+01:00
dTimStart: 2014-03-29T16:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U and M/U Bowl protecter retrieving tool.
dTimEnd: 2014-03-29T16:45:00+01:00
dTimStart: 2014-03-29T16:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH to 20 m and latched on bowl protector.
POOH with same.
dTimEnd: 2014-03-29T17:00:00+01:00
dTimStart: 2014-03-29T16:45:00+01:00
md: 20
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed Bowl protector from RT and L/D same.
dTimEnd: 2014-03-29T17:15:00+01:00
dTimStart: 2014-03-29T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2014-03-29T17:30:00+01:00
dTimStart: 2014-03-29T17:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held TBT prior to rigging up for running casing.
dTimEnd: 2014-03-29T17:45:00+01:00
dTimStart: 2014-03-29T17:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged up for running casing.
dTimEnd: 2014-03-29T19:00:00+01:00
dTimStart: 2014-03-29T17:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held TBT.
dTimEnd: 2014-03-29T19:15:00+01:00
dTimStart: 2014-03-29T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U Tie back adapter and inspected same.
dTimEnd: 2014-03-29T19:45:00+01:00
dTimStart: 2014-03-29T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 10 3/4" Tie back to 107 m
dTimEnd: 2014-03-29T22:00:00+01:00
dTimStart: 2014-03-29T19:45:00+01:00
md: 107
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U adjustable Sub assy and inspected same.
dTimEnd: 2014-03-29T22:15:00+01:00
dTimStart: 2014-03-29T22:00:00+01:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH with 10 3/4" Tie back from 119 to 141 m.
dTimEnd: 2014-03-29T23:00:00+01:00
dTimStart: 2014-03-29T22:15:00+01:00
md: 141
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U and M/U circulation swedge.
dTimEnd: 2014-03-29T23:15:00+01:00
dTimStart: 2014-03-29T23:00:00+01:00
md: 141
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Backed out casing Hanger RT
dTimEnd: 2014-03-29T23:30:00+01:00
dTimStart: 2014-03-29T23:15:00+01:00
md: 20
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with casing Hanger RT and racked in aft PRS.
dTimEnd: 2014-03-29T23:45:00+01:00
dTimStart: 2014-03-29T23:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Started to rig down casing handling equipment.
dTimEnd: 2014-03-30T00:00:00+01:00
dTimStart: 2014-03-29T23:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: