Daily Drilling Report
Well: NO 15/9-F-9
Report period: 2009-06-28T00:00:00+02:00 to 2009-06-29T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-09T00:00:00+01:00
dateDrillComplete: 2008-08-31
daysBehind: .7
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-06-29T00:00:00+02:00
dTimDiaHoleStart: 2009-06-28T22:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run in hole with 13-3/8" whipstock and install same at 432 m - 190 deg azimuth
Mill 13-3/8" window in 13-3/8" casing
hpht: 0
md: 590
mdCsgLast: 1064
mdDiaHoleStart: 219
mdPlanned: -999.99
mdPlugTop: 590
mdStrengthForm: 0
reportNo: 5
ropCurrent: -999.99
strengthForm: 1.03
sum24Hr: Ran in hole with 12-1/4" mill assembly to 480 m to drift the 13-3/8" casing before whip stock installation. Observed no obstructions.
Pulled out of the hole and laid down assembly.
Ran in hole with cement stinger on 3-1/2" and 5-1/2" DP and load tested cement plug #1 at 878 - 650 m. Found solid cement at 655 m and load tested OK with 5 ton.
Mixed and pumped 5,1 m3 1,90 sg cement slurry (800 lpm) and displaced same with 4,6 m3 DW (1200 lpm) to position cement plug in the interval 654 - 590 m. Pulled slowly back to 460 m stabbed sponge balls and circulated 1,5 x string volume at 2000 lpm. Pulled out of hole with cement string.
Made up Multi Cycle Bypass Tool and attempted to function test tool. Both primary and back-up tool failed to operate. 
tightWell: 0
tvd: 590
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Mixed and pumped 16,8 m3 1,9 sg slurry 800 lpm with cement unit. Displaced cement with 5,1 m3 of DW with cement pump (1200 lpm). Cement plug set in the interval 650-878 m.
dTimEnd: 2009-06-28T00:45:00+02:00
dTimStart: 2009-06-28T00:00:00+02:00
md: 875
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Removed cement hose and racked back cementing assembly. Flushed lines.
Pulled out of hole from 875 m to 540 m. 3 min/std.
dTimEnd: 2009-06-28T02:00:00+02:00
dTimStart: 2009-06-28T00:45:00+02:00
md: 540
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed 2 ea sponge balls in string and circulated 1,5 x string volume. 130bar/4000 lpm.
dTimEnd: 2009-06-28T02:15:00+02:00
dTimStart: 2009-06-28T02:00:00+02:00
md: 540
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Picked up cementing assembly. Ran in hole and laid out same. Made up single to string and racked back same.
dTimEnd: 2009-06-28T03:00:00+02:00
dTimStart: 2009-06-28T02:15:00+02:00
md: 540
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pulled out of hole from 540 m to 319 m. Change handling equipment to 3-1/2" DP.
dTimEnd: 2009-06-28T03:45:00+02:00
dTimStart: 2009-06-28T03:00:00+02:00
md: 319
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pulled out of hole from 319 m to surface. Racked back cement stinger. Changed handling equuipment to 5-1/2" DP.
dTimEnd: 2009-06-28T06:00:00+02:00
dTimStart: 2009-06-28T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Changed handling equipment and picked up 12-1/4" mill assembly and ran in hole to 7m.
dTimEnd: 2009-06-28T07:00:00+02:00
dTimStart: 2009-06-28T06:00:00+02:00
md: 7
phase: fixed
proprietaryCode: plug abandon -- wait
state: ok
stateDetailActivity: success
comments: Tool box talk with new crew prior to running 12-1/4" mill assembly
dTimEnd: 2009-06-28T07:15:00+02:00
dTimStart: 2009-06-28T07:00:00+02:00
md: 7
phase: fixed
proprietaryCode: plug abandon -- wait
state: ok
stateDetailActivity: success
comments: Continued to make 12-1/4" millling BHA. - changed out master bushing to PS-21 slips
dTimEnd: 2009-06-28T10:00:00+02:00
dTimStart: 2009-06-28T07:15:00+02:00
md: 131
phase: fixed
proprietaryCode: plug abandon -- wait
state: ok
stateDetailActivity: success
comments: Ran in to 480 m and observed no obstructions while running in.
dTimEnd: 2009-06-28T10:45:00+02:00
dTimStart: 2009-06-28T10:00:00+02:00
md: 480
phase: fixed
proprietaryCode: plug abandon -- wait
state: ok
stateDetailActivity: success
comments: Pulled out of hole from 480 m to 131 m - broke circulation and observed clean returns.
dTimEnd: 2009-06-28T11:30:00+02:00
dTimStart: 2009-06-28T10:45:00+02:00
md: 131
phase: fixed
proprietaryCode: plug abandon -- wait
state: ok
stateDetailActivity: success
comments: Changed PS-21 slips to master bushing- laid out and rack milling BHA.
Note: Cement fully set up at 13:30 hrs
dTimEnd: 2009-06-28T13:30:00+02:00
dTimStart: 2009-06-28T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- wait
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to handling 3-1/2" DP - rigged up for 3-1/2" DP
dTimEnd: 2009-06-28T14:30:00+02:00
dTimStart: 2009-06-28T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Held toolbox talk and ran in to with cement stinger on 3-1/2" DP to 319 m.
dTimEnd: 2009-06-28T15:30:00+02:00
dTimStart: 2009-06-28T14:30:00+02:00
md: 319
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Changed handling gear from 3-1/2" to 5-1/2" and continued to run in from 319 m to 610 m
dTimEnd: 2009-06-28T16:15:00+02:00
dTimStart: 2009-06-28T15:30:00+02:00
md: 610
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Washed down 2000 lpm from 610 m to 655 m.- tagged hard cement at 655 m and sat down 5 ton.
dTimEnd: 2009-06-28T17:00:00+02:00
dTimStart: 2009-06-28T16:15:00+02:00
md: 655
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Held tool ox talk prior to setting cement plug whilst re-calculating the space out for side entry sub
Spaced out DP and installed side entry sub.
dTimEnd: 2009-06-28T18:00:00+02:00
dTimStart: 2009-06-28T17:00:00+02:00
md: 655
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Circulated 10 m3 of DW with rig pumps and verified line up from cement unit
dTimEnd: 2009-06-28T18:15:00+02:00
dTimStart: 2009-06-28T18:00:00+02:00
md: 654
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Mixed and pumped 5,1 m3 of 1,90 sg "G" cement slurry at 800 lpm. Displaced the cement with 4,6 m3 DW at 1200 lpm (cement pump). Cement plug placed in interval 655-590 m.
Broke out cementing assembly.
dTimEnd: 2009-06-28T19:15:00+02:00
dTimStart: 2009-06-28T18:15:00+02:00
md: 654
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pulled from 654 m to 469 m with 3 min/std. Pulled stds dry.
dTimEnd: 2009-06-28T19:45:00+02:00
dTimStart: 2009-06-28T19:15:00+02:00
md: 469
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Inserted 2 ea sponge balls in string. Made up TDS and circulated 1,5 x string volume at 2500 lpm.
dTimEnd: 2009-06-28T20:00:00+02:00
dTimStart: 2009-06-28T19:45:00+02:00
md: 469
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pulled out of hole from 469 m to 319 m. Change handling gear from 5-1/2" DP to 3-1/2" DP. Pulled out to surface and laid cement stinger.
dTimEnd: 2009-06-28T21:30:00+02:00
dTimStart: 2009-06-28T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Cleared rig floor and changed handling equipment from 3-1/2" to 5-1/2" DP. Broke down cement stinger.
dTimEnd: 2009-06-28T22:30:00+02:00
dTimStart: 2009-06-28T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Held tool box talk to discuss handling of whipstock and test of Multifunction Bypas Valve
dTimEnd: 2009-06-28T22:45:00+02:00
dTimStart: 2009-06-28T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Made up Multicycle Bypass valve. Installed XO on top and btm + TIW .
dTimEnd: 2009-06-28T23:45:00+02:00
dTimStart: 2009-06-28T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Ran in hole Multi Cycle Bypass Valve on one stand. Attempted to function test the valve.
dTimEnd: 2009-06-29T00:00:00+02:00
dTimStart: 2009-06-28T23:45:00+02:00
md: 40
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
Lithology and shows: