Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-07-17T00:00:00+02:00 to 2013-07-18T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-18T00:00:00+02:00
dTimDiaHoleStart: 2013-07-09T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: L/O perforation BHA # 4RR3 and build new cablehaed. P/U and M/U perforation BHA # 5 and RIH to  correlation depth. Correlate and position gun assembly. Perforate interval # 5. POOH to surface.
hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 51
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: RIH with perforation BHA # 4RR2. Attempted to correlate and position gun assembly, No Go. POOH with perforation BHA # 4RR2 to surface and L/O same. Changed out VPM-g, PTA, cablehead and tractor. P/U and M/U perforation BHA # 4RR3. RIH and positioned gun assembly. Perforated interval # 4 from 4304 m to 4316 m and POOH to surface.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: RIH with perforation BHA # 4RR2 on wireline from 500 m to 3332 m. Attempted to function Voltage Protection Module to engage tractor, No Go.
dTimEnd: 2013-07-17T01:45:00+02:00
dTimStart: 2013-07-17T00:00:00+02:00
md: 3332
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Attempted to troubleshoot communication failure, No Go.
dTimEnd: 2013-07-17T03:00:00+02:00
dTimStart: 2013-07-17T01:45:00+02:00
md: 3332
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH with perforation BHA # 4RR2 on wireline from 3332 m to surface.
dTimEnd: 2013-07-17T05:30:00+02:00
dTimStart: 2013-07-17T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Closed and inflow tested Swab and Hydraulic master valves with 46 bar differential pressure. Broke out lubricator and L/O tools.
dTimEnd: 2013-07-17T08:00:00+02:00
dTimStart: 2013-07-17T05:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Troubleshoot tool failure. Build new cablehead and changed out Voltage Protection Moule, Power Track Advanced, swivel and tractor
dTimEnd: 2013-07-17T11:00:00+02:00
dTimStart: 2013-07-17T08:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: P/U tractor assembly and lubricator. M/U lubricator and tested tools. Eqaulized pressure and opened well. 
(Tool length: 30.85m, MAX OD:4.5 in, Tool Weight: 1184.65 kg)
WHP: 51 bar
dTimEnd: 2013-07-17T13:15:00+02:00
dTimStart: 2013-07-17T11:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with perforation BHA # 4RR3 on wireline from surface to 3350 m.
Tools tested at 250 m.
dTimEnd: 2013-07-17T16:00:00+02:00
dTimStart: 2013-07-17T13:15:00+02:00
md: 3350
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with perforation BHA # 4RR3 on wireline tractor from 3350 m to 4040 m.
dTimEnd: 2013-07-17T19:00:00+02:00
dTimStart: 2013-07-17T16:00:00+02:00
md: 4040
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Correlated and positioned gun assembly at perforation interval # 4 from 4304 m to 4316 m. WHP 51 bar
dTimEnd: 2013-07-17T20:15:00+02:00
dTimStart: 2013-07-17T19:00:00+02:00
md: 4316
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Perforated interval # 4 from 4304 m to 4316 m, good indication of guns fired.
51 bar WHP before and after perforation.
dTimEnd: 2013-07-17T20:30:00+02:00
dTimStart: 2013-07-17T20:15:00+02:00
md: 4316
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH with perforation BHA # 4RR3 from 4316 m to surface. WHP 52 bar
dTimEnd: 2013-07-17T23:15:00+02:00
dTimStart: 2013-07-17T20:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Closed and inflow tested Swab and Hydraulic master valves with 47 bar differential pressure.
dTimEnd: 2013-07-18T00:00:00+02:00
dTimStart: 2013-07-17T23:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: