Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2016-08-02T00:00:00+02:00 to 2016-08-03T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-08-03T00:00:00+02:00
dTimDiaHoleStart: 2016-07-30T04:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Cut 7" tubing above FLX w/WL
- Pull tubing down to cut
- RIH with cutter on 3 1/2" DP and cut below FLX packer
- RIH with cutter on 3 1/2" DP and cut inner mandrel in FLX
- Fish and retrieve FLX packer
- RIH with spear and retrieve remaining tubing
hpht: 0
md: -999.99
mdCsgLast: 3695
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2700
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 4
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: - Installed diverter
- Performed connector test to 310bar
- Pressure tested TDS
- M/U THRT and landing string
- Pressure tested kill manifold
- Opened DHSV
- Opened ASV
tightWell: 0
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Landed diverter.
dTimEnd: 2016-08-02T00:15:00+02:00
dTimStart: 2016-08-02T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D lifting equipment. Installed master bushing.
M/U slick joint and installed tension cylinders.
Meanwhile: Performed maintenance on drilling equipment.
dTimEnd: 2016-08-02T04:30:00+02:00
dTimStart: 2016-08-02T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Filled BOP and riser.
Attempted to perform connector test to 310bar/10min. Pressure started to drop at 296 bar, stopped pumping.
Trip tank steady during testing.

Performed line test to 310bar/10min against kill valve on BOP, no leakages observed.
dTimEnd: 2016-08-02T05:30:00+02:00
dTimStart: 2016-08-02T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Evaluated situation. 
Meanwhile: Performed housekeeping on drill floor.
dTimEnd: 2016-08-02T07:00:00+02:00
dTimStart: 2016-08-02T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Prepared to retrieve BPV dart and plug.
Lifted equipment to drill floor.
dTimEnd: 2016-08-02T07:30:00+02:00
dTimStart: 2016-08-02T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed TBT for retrieving BPV dart and plug.
dTimEnd: 2016-08-02T07:45:00+02:00
dTimStart: 2016-08-02T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: P/U retrieval tool.
dTimEnd: 2016-08-02T08:00:00+02:00
dTimStart: 2016-08-02T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Attempted to M/U 3 1/2" DP. Changed dies carrier in AFT IRN.
dTimEnd: 2016-08-02T08:45:00+02:00
dTimStart: 2016-08-02T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with dart retrieval tool to 19,7m. Made 3 attemptes.
Released and retrieved dart.
dTimEnd: 2016-08-02T09:15:00+02:00
dTimStart: 2016-08-02T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: RIH with BPV retrieval tool to 19,9m. Retrieved BPV plug to surface.
dTimEnd: 2016-08-02T09:30:00+02:00
dTimStart: 2016-08-02T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Inspected BPV, no signs of damage.
P/U new BPV plug and dart.
RIH to 19,1m and installed BPV plug. POOH.
RIH to 19,3m with dart and installed same. POOH.
dTimEnd: 2016-08-02T10:15:00+02:00
dTimStart: 2016-08-02T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed TBT for new connector test.
dTimEnd: 2016-08-02T10:30:00+02:00
dTimStart: 2016-08-02T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed line-up test to 20 bar.
dTimEnd: 2016-08-02T10:45:00+02:00
dTimStart: 2016-08-02T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed connection test to 20bar/310bar for 5/10min.
Volume pumped from 20 bar to 310 bar, 60 ltrs. Bled back same.
dTimEnd: 2016-08-02T11:15:00+02:00
dTimStart: 2016-08-02T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: RIH and retrieved dart and BPV plug. POOH.
dTimEnd: 2016-08-02T11:45:00+02:00
dTimStart: 2016-08-02T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: B/O and L/O retrieval tool.
dTimEnd: 2016-08-02T12:00:00+02:00
dTimStart: 2016-08-02T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for R/U to pressure test TDS
dTimEnd: 2016-08-02T12:15:00+02:00
dTimStart: 2016-08-02T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U pump-in sub to TDS and connected cement hose.
dTimEnd: 2016-08-02T12:45:00+02:00
dTimStart: 2016-08-02T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for pressure testing TDS.
dTimEnd: 2016-08-02T13:00:00+02:00
dTimStart: 2016-08-02T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pressure tested lower and upper IBOP, Kelly hose and S12 valve to 310bar/10min.
R/D pump-in sub and cement hose.
dTimEnd: 2016-08-02T15:15:00+02:00
dTimStart: 2016-08-02T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared hoses and equipment for THRT.
Meanwhile: Installed lifting tool in FWD PRS. Tightened fittings on FWD PRS.
dTimEnd: 2016-08-02T15:45:00+02:00
dTimStart: 2016-08-02T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U casing handling equipment, dressed for 7".
dTimEnd: 2016-08-02T17:00:00+02:00
dTimStart: 2016-08-02T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for RIH with THRT and landing string.
dTimEnd: 2016-08-02T17:15:00+02:00
dTimStart: 2016-08-02T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U tubing hanger running tool.
M/U and RIH with landing string. POOH.
M/U control lines and flushed same.
dTimEnd: 2016-08-02T18:30:00+02:00
dTimStart: 2016-08-02T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lined-up to pressure test kill manifold.
dTimEnd: 2016-08-02T19:00:00+02:00
dTimStart: 2016-08-02T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pressure tested kill manifold (body test) 20/345bar for 5/10min.
dTimEnd: 2016-08-02T21:00:00+02:00
dTimStart: 2016-08-02T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with THRT to 21m and landed on TH. Orientated J-slot 90 deg. Took 2 ton overpull.
Applied 14 - 21 bar on tool, string dropped approx. 2".
Engaged communication collar by turning string 8 turns LH.
dTimEnd: 2016-08-02T21:45:00+02:00
dTimStart: 2016-08-02T21:00:00+02:00
md: 21
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rigged up hose on A-annulus wing on multibowl.
Meanwhile: Changed elevator.
dTimEnd: 2016-08-02T22:00:00+02:00
dTimStart: 2016-08-02T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for installing swedge and open DHSV
dTimEnd: 2016-08-02T22:15:00+02:00
dTimStart: 2016-08-02T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed fittings on hose for elevator due to leakage.
dTimEnd: 2016-08-02T22:30:00+02:00
dTimStart: 2016-08-02T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Inspected swedge and found mark on seal face. Filed sealface. M/U swedge on 7" landing string.
dTimEnd: 2016-08-02T23:15:00+02:00
dTimStart: 2016-08-02T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Installed cement hose and lo-torque valve. Pressure same to 100bar.
dTimEnd: 2016-08-02T23:30:00+02:00
dTimStart: 2016-08-02T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Applied 520 bar on DHSV control line.
Pressured up tubing with rig pumps. DHSV opened at 75 bar.
Bled down pressure through mud-gas separator. Monitored for pressure build up for 5 min.
dTimEnd: 2016-08-03T00:00:00+02:00
dTimStart: 2016-08-02T23:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: