Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-03-27T00:00:00+01:00 to 2013-03-28T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
daysBehind: 15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-03-28T00:00:00+01:00
dTimDiaHoleStart: 2013-03-23T05:30:00+01:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: M/U 26" BHA and RIH to commence drilling 26" hole. Drill 26" hole.
hpht: 0
md: 454
mdCsgLast: 202.3
mdDiaHoleStart: 257
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 22
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Repaired fast-line sheave in derrick. Performed general maintenance.
tightWell: 0
tvd: 454
tvdCsgLast: 202
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2013-03-28T00:00:00+01:00
density: 1.35
locationSample: Active pit
md: 455
mudClass: water based
presBopRating: 345
pv: 27
type: KCl/Polymer/GEM
visFunnel: -999.99
yp: 14.5
Pore pressure:
Survey stations:
Activities:
comments: Transferred fast-line sheave from derrick to drill floor, and lifted same from rig floor to welders workshop.

Meanwhile: Performed general rig maintenance, trouble shoot leakage on BOP annular function.
dTimEnd: 2013-03-27T06:00:00+01:00
dTimStart: 2013-03-27T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Repaired failed fast line sheave and re-assembled bearing assembly. 

Meanwhile: Performed service and visual inspection of forward and aft Pipe Racking System. Continued BOP annular repair. Tested backup MWD tools. Serviced TDS travelling block and dolly. Repaired TDS hangoff wire.
dTimEnd: 2013-03-27T14:00:00+01:00
dTimStart: 2013-03-27T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Transferred fast-line sheave to rig floor. Prepared sheave for transport to crown block.
dTimEnd: 2013-03-27T14:30:00+01:00
dTimStart: 2013-03-27T14:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Performed toolbox talk prior to hoisting fast-line sheave to crown.
dTimEnd: 2013-03-27T15:00:00+01:00
dTimStart: 2013-03-27T14:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Transferred fast-line sheave from drill floor to derrick. Installed sheave.

Meanwhile: Performed general rig maintenance, trouble shoot leakage on BOP annular function.
dTimEnd: 2013-03-28T00:00:00+01:00
dTimStart: 2013-03-27T15:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
Lithology and shows: