Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-20T00:00:00+02:00 to 2014-04-21T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-21T00:00:00+02:00
dTimDiaHoleStart: 2014-04-20T08:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Test KWV cap to 35/345 bar 5/15 min.
Finalize and sign handover documentation.
Hand over well to production.

End of drilling campaign - continue reporting on F-99 for final de-mob.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 59
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: R/D wireline lubricator, riser and BOP.
Installed permanent hatch on F-1 slot.
Installed XMT cap and R/U for pressure and inflow testing.
P/T tree cap, SV, KWV to 35/345 bar.
Inflow tested DHSV, HMV, MMV.
R/D hose and manifold from KWV. Installed KWV cap.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Cut cable. Disconnected hoses and control lines from lubricator/GIH.
dTimEnd: 2014-04-20T00:45:00+02:00
dTimStart: 2014-04-20T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Performed TBT for L/D lubricator/GIH.
dTimEnd: 2014-04-20T01:00:00+02:00
dTimStart: 2014-04-20T00:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: L/D lubricator and grease injection head. Split same. Cleaned W/L equipment. Cleared rig floor prior to lift W/L riser.
dTimEnd: 2014-04-20T04:00:00+02:00
dTimStart: 2014-04-20T01:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Disconnected W/L riser from BOP. Lifted riser to rig floor applying double lift arrangement (TDS & tugger).
dTimEnd: 2014-04-20T04:30:00+02:00
dTimStart: 2014-04-20T04:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: N/D W/L BOP and landed same on skid in moonpool. Disconnected bottom riser from XMT and lifted same to rig floor using double lift (two tugger).
dTimEnd: 2014-04-20T06:00:00+02:00
dTimStart: 2014-04-20T04:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Removed split hatches and installed permanent hatch on F-1 slot.
R/D wireline equipment and cleared rig floor.
dTimEnd: 2014-04-20T08:30:00+02:00
dTimStart: 2014-04-20T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Performed TBT for pressure testing Xmas tree.
dTimEnd: 2014-04-20T08:45:00+02:00
dTimStart: 2014-04-20T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Installed XMT tree cap and R/U to test XMT valves.
dTimEnd: 2014-04-20T10:15:00+02:00
dTimStart: 2014-04-20T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Filled XMT with MEG using MEG injection pump.
Pressure tested XMT cap to 35/345 bar for 5/15 min using AWS test pump. Bled pressure to closed drain.
Pressure tested SV and KWV to 35/345 bar for 5/15 min. Bled pressure to closed drain.

Meanwhile R/D and packed W/L equipment. Installed diverter.
dTimEnd: 2014-04-20T13:00:00+02:00
dTimStart: 2014-04-20T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Attempted to open HMV w/o success. Troubleshot HMV controls. Discovered local control line isolation valve on XMT accidentally in wrong position. Opened HMV.
dTimEnd: 2014-04-20T14:30:00+02:00
dTimStart: 2014-04-20T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Lined up to cement unit. Bullheaded 3 m3 MEG into well using MEG injection pump followed by 6,6 m3 packer fluid using cement pump and 1,2 m3 MEG using MEG injection pump. 
Closed DHSV.
dTimEnd: 2014-04-20T16:00:00+02:00
dTimStart: 2014-04-20T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Bled down pressure above DHSV to closed drain. SIWHP: 5 bar.
Inflow tested DHSV for 30 min. Good test.
dTimEnd: 2014-04-20T17:30:00+02:00
dTimStart: 2014-04-20T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pressured up above DHSV to 75 bar. Closed HMV. Bled down pressure above HMV to 5 bar.
Attempted several times to inflow test HMV, unable to obtain good test. Operated HMV, flushed tree with MEG and bled of trapped gas.
Inflow tested HMV for 10 min, good test.
dTimEnd: 2014-04-20T20:30:00+02:00
dTimStart: 2014-04-20T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Inflow tested MMV for 10 min, good test.
dTimEnd: 2014-04-20T21:15:00+02:00
dTimStart: 2014-04-20T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Flushed through XMT and test hoses using MEG.
R/D hoses and manifold on kill wing side. Installed KWV cap, needle valve and gauge. R/U AWS test pump to P/T kill wing cap.

Meanwhile lifted W/L BOP from moonpool. Disconnected AWS skid and packed W/L equipment for backload.
dTimEnd: 2014-04-21T00:00:00+02:00
dTimStart: 2014-04-20T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: