Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-30T00:00:00+01:00 to 2013-10-31T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 7.8
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-31T00:00:00+01:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Wait on weather.

hpht: 0
md: 2637
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 72
ropCurrent: -999.99
sum24Hr: Ran drilling riser to above sea level.
Waited on weather.
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-30T21:00:00+01:00
density: 1.21
locationSample: Active pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
dTim: 2013-10-30T09:00:00+01:00
density: 1.21
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8.5
Pore pressure:
Survey stations:
Activities:
comments: Picked up lower riser pup joint.
Prepared seal faces on joint connection and made up same.
Tested connection and ran down with riser joint.
dTimEnd: 2013-10-30T02:00:00+01:00
dTimStart: 2013-10-30T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up intermediate riser joint #4.
Prepared seal faces on joint connection and made up same.
Tested connection and ran down with riser joint.
dTimEnd: 2013-10-30T04:15:00+01:00
dTimStart: 2013-10-30T02:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Peformed pre-job meeting.
Removed nylon guides on tensioner deck to allow TBC to run through.
Installed same again.

At 04:45 hrs informed Production to start production according to SIMOPS.
dTimEnd: 2013-10-30T05:00:00+01:00
dTimStart: 2013-10-30T04:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up intermediate riser joint #7.
Prepared seal faces on joint connection and made up same.
Tested connection and ran down with riser joint.
dTimEnd: 2013-10-30T07:00:00+01:00
dTimStart: 2013-10-30T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed fairings on HPDR connections.
Double secured HPDR in elevators and riser spider.
At. 09:30 hrs informed production to start up according to SIMOPS.
dTimEnd: 2013-10-30T09:30:00+01:00
dTimStart: 2013-10-30T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Waited on weather.

Meanwhile:
Cleaned and tidied wellhead deck and drill floor.
Performed planned maintenance.
Cleaned BOP's prior to pressure test.
Installed BOP test mandrel.
dTimEnd: 2013-10-30T19:00:00+01:00
dTimStart: 2013-10-30T09:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather.

Meanwhile:
Tested BOP's to 20 / 345 bar for 5 / 10 minutes.
Performed planned maintenance and general housekeeping.

dTimEnd: 2013-10-31T00:00:00+01:00
dTimStart: 2013-10-30T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: