Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-05-12T00:00:00+02:00 to 2013-05-13T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-05-13T00:00:00+02:00
dTimDiaHoleStart: 2013-05-09T16:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pull out of hole with 3 1/2" cement stinger on 5 1/2" drill pipe.
Pick up and make up 8 1/2" bottom hole assembly.
hpht: 0
md: 2569
mdCsgLast: 2570.7
mdDiaHoleStart: 4562
mdPlanned: -999.99
mdPlugTop: 2569
mdStrengthForm: 2574
presTestType: formation integrity test
reportNo: 68
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Pressure tested BOP and IBOP's.
Diluted mud weight from 1.32 sg to 1.28 sg at 2970m MD.
Tagged P&A plug #1 at 10MT at 4104m MD.
Set P&A plug #2 from 2770m MD to 2569m MD.
tightWell: 0
tvd: 2438
tvdCsgLast: 2442
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-05-12T22:00:00+02:00
density: 1.28
locationSample: Active pit
md: 4160
mudClass: oil based
presBopRating: 345
pv: 28
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 9.5
dTim: 2013-05-12T14:00:00+02:00
density: 1.28
locationSample: Active pit
md: 4160
mudClass: oil based
presBopRating: 345
pv: 28
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8.5
Pore pressure:
Survey stations:
Activities:
comments: Pressure tested IBOP's to 345 bar.
dTimEnd: 2013-05-12T02:00:00+02:00
dTimStart: 2013-05-12T00:00:00+02:00
md: 2310
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Ran in hole with 3 1/2" cement stinger on 5 1/2" drill pipe from 2310m MD to 2970m MD.
dTimEnd: 2013-05-12T04:00:00+02:00
dTimStart: 2013-05-12T02:00:00+02:00
md: 2970
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Broke circulation and staged up to 3000 lpm and 248 bar. Diluted mud weight from 1.32 sg to 1.28 sg.
dTimEnd: 2013-05-12T08:30:00+02:00
dTimStart: 2013-05-12T04:00:00+02:00
md: 2970
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Ran in hole with 3 1/2" cement stinger on 5 1/2" drill pipe from 2970m MD to 4044m MD. Broke circulation every 500m.
dTimEnd: 2013-05-12T12:00:00+02:00
dTimStart: 2013-05-12T08:30:00+02:00
md: 4044
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Washed in hole with 3 1/2" cement stinger on 5 1/2" drill pipe from 4044m MD to 4104m MD with 200 lpm and 20 bar. Tagged hard cement at 4104 with 10MT.
dTimEnd: 2013-05-12T12:30:00+02:00
dTimStart: 2013-05-12T12:00:00+02:00
md: 4104
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Rigged up mud bucket prior to pulling out of hole with 3 1/2" cement stinger on 5 1/2" drill pipe.
dTimEnd: 2013-05-12T13:00:00+02:00
dTimStart: 2013-05-12T12:30:00+02:00
md: 4104
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pulled out of hole with 3 1/2" cement stinger on 5 1/2" drill pipe from 4104m MD to 2970m MD.
dTimEnd: 2013-05-12T16:00:00+02:00
dTimStart: 2013-05-12T13:00:00+02:00
md: 2970
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Spotted 1.32 sg hi-visc pill from 2970m MD to 2770m MD.
dTimEnd: 2013-05-12T17:00:00+02:00
dTimStart: 2013-05-12T16:00:00+02:00
md: 2970
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pulled out of hole with 3 1/2" cement stinger on 5 1/2" drill pipe from 2970m MD to 2770m MD.
dTimEnd: 2013-05-12T17:30:00+02:00
dTimStart: 2013-05-12T17:00:00+02:00
md: 2770
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Circulated and conditioned mud prior to start cement job with 2250 lpm and 133 bar.

Meanwhile: Performed prejob meeting prior to start cement job.
dTimEnd: 2013-05-12T20:00:00+02:00
dTimStart: 2013-05-12T17:30:00+02:00
md: 2770
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Racked back one stand of 5 1/2" drill pipe. Cleaned and tidied rig floor.
dTimEnd: 2013-05-12T20:30:00+02:00
dTimStart: 2013-05-12T20:00:00+02:00
md: 2770
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Picked up and made up one single joint and cement assembly to top drive.
dTimEnd: 2013-05-12T21:15:00+02:00
dTimStart: 2013-05-12T20:30:00+02:00
md: 2770
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pressure tested cement line to 200 bar and verified line up. 

Pumped 20 m3 of 1.50 sg spacer. Mixed and pumped 13.5 m3 of 2.00 SG cement slurry. Displaced the cement to the rig floor with 790 l of drill water. Pumped 3.3 m3 of 1.50 SG spacer. Displaced the cement with 24 m3 (1083 strokes) of 1.28 sg OBM.
dTimEnd: 2013-05-12T23:00:00+02:00
dTimStart: 2013-05-12T21:15:00+02:00
md: 2770
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Broke out and laid out cement assembly and one single drill pipe joint. Pulled out of hole with 3 1/2" cement stinger and 5 1/2" drill pipe from 2770m MD to 2569m MD.
dTimEnd: 2013-05-12T23:45:00+02:00
dTimStart: 2013-05-12T23:00:00+02:00
md: 2569
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Installed two sponge balls and circulated out spacer and excess cement at 2569m MD with 2500 lpm, 162 bar and 60 rpm.
dTimEnd: 2013-05-13T00:00:00+02:00
dTimStart: 2013-05-12T23:45:00+02:00
md: 2569
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
Lithology and shows: