Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2016-09-21T00:00:00+02:00 to 2016-09-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-22T00:00:00+02:00
dTimDiaHoleStart: 2016-09-18T05:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Pump open shallow set barrier plug
- Retrieve TH and 500m of tubing 
- RIH w/ tubing on spear and place balanced cement plug in 9 5/8in casing

hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 4
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Finished R/D WL 
- N/D X-tree and spacer spool
- N/U HP riser and BOP, performed connector test
- R/U casing handling equipment 
- RIH w/ THRT
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: R/D WL riser above BOP, L/D same
dTimEnd: 2016-09-21T00:30:00+02:00
dTimStart: 2016-09-21T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D WL BOP and lower riser joint. Removed all WL equipment from rig floor and moon pool. Pulled fox hole to be able to lift WL BOP from moon pool. Lifted WL BOP from the moon pool to the pipe deck
dTimEnd: 2016-09-21T03:30:00+02:00
dTimStart: 2016-09-21T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting to remove hatches. Meanwhile removed BX elevator and installed chains in bails
dTimEnd: 2016-09-21T03:45:00+02:00
dTimStart: 2016-09-21T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed split hatch on F-11. Removed hatch on adjacent well. Removed beam
dTimEnd: 2016-09-21T04:15:00+02:00
dTimStart: 2016-09-21T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to remove X-tree and AAR for WL operation
dTimEnd: 2016-09-21T04:30:00+02:00
dTimStart: 2016-09-21T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed lifting cap w/ tugger. Meanwhile performed pressure tests of kill/choke manifolds
dTimEnd: 2016-09-21T04:45:00+02:00
dTimStart: 2016-09-21T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing and outer ring. Meanwhile performed pressure tests of kill/choke manifolds
dTimEnd: 2016-09-21T05:00:00+02:00
dTimStart: 2016-09-21T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered diverter chains on TDS bails to wellhead and attached to X-tree with double securing. Took weight as per lifting plan and removed Grayloc clamp. Meanwhile performed pressure tests of kill/choke manifolds
dTimEnd: 2016-09-21T05:30:00+02:00
dTimStart: 2016-09-21T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted X-tree to moon pool. Transfered load to gantry crane in moon pool. Meanwhile performed pressure tests of kill/choke manifolds
dTimEnd: 2016-09-21T06:15:00+02:00
dTimStart: 2016-09-21T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attached lifting arrangement from TDS to Spacer spool. Lifted same to rig floor. Meanwhile performed pressure tests of kill/choke  manifolds
dTimEnd: 2016-09-21T06:45:00+02:00
dTimStart: 2016-09-21T06:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed outer ring and MB. Meanwhile Landed X-tree on skid and started to make up Grayloc clamp. Meanwhile performed pressure tests of kill/choke manifolds
dTimEnd: 2016-09-21T07:00:00+02:00
dTimStart: 2016-09-21T06:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to install hatches in moon pool
dTimEnd: 2016-09-21T07:15:00+02:00
dTimStart: 2016-09-21T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued to M/U X-tree to bracket. Installed fox hole. Installed hatches in moon pool, prepared to test TDS.
dTimEnd: 2016-09-21T08:45:00+02:00
dTimStart: 2016-09-21T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed communication collar on well head using tugger line from rig floor. Meanwhile P/U riser from cantilever
dTimEnd: 2016-09-21T11:00:00+02:00
dTimStart: 2016-09-21T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered HP riser to well head M/U same, installed master bushing and covers in moon pool
dTimEnd: 2016-09-21T11:15:00+02:00
dTimStart: 2016-09-21T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Built scaffolding in moon pool for BOP/NT2 connector. Meanwhile pressure tested TDS
dTimEnd: 2016-09-21T12:45:00+02:00
dTimStart: 2016-09-21T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted BOP from stump and skidded same F-11
dTimEnd: 2016-09-21T13:15:00+02:00
dTimStart: 2016-09-21T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Troubleshoot Bop lifter , sensor fault on test stump
dTimEnd: 2016-09-21T13:45:00+02:00
dTimStart: 2016-09-21T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Landed BOP on stump and M/U NT2 connector. Installed tension cylinder. Meanwhile drifted pipe in derrick
dTimEnd: 2016-09-21T16:15:00+02:00
dTimStart: 2016-09-21T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed slick joint and diverter. M/U bolts on slick joint, and removed lift gear on diverter
dTimEnd: 2016-09-21T18:00:00+02:00
dTimStart: 2016-09-21T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pressured up diverter system, meanwhile drop checked on BOP and carried out housekeeping in moon pool
dTimEnd: 2016-09-21T18:15:00+02:00
dTimStart: 2016-09-21T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Filled the well with sea water, using Trip tank
dTimEnd: 2016-09-21T18:30:00+02:00
dTimStart: 2016-09-21T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pressure tested connection on BOP and riser to 20/300 bar for 5/10min against shallow set plug
dTimEnd: 2016-09-21T19:00:00+02:00
dTimStart: 2016-09-21T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor
dTimEnd: 2016-09-21T19:30:00+02:00
dTimStart: 2016-09-21T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted casing tong to rig floor. Meanwhile broke out FOSV from side entry assembly for testing offline
dTimEnd: 2016-09-21T20:30:00+02:00
dTimStart: 2016-09-21T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to R/U casing tong
dTimEnd: 2016-09-21T20:45:00+02:00
dTimStart: 2016-09-21T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U casing tong
dTimEnd: 2016-09-21T21:45:00+02:00
dTimStart: 2016-09-21T20:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to P/U THRT
dTimEnd: 2016-09-21T22:00:00+02:00
dTimStart: 2016-09-21T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U THRT. Reconfigured pups in the string for space out
dTimEnd: 2016-09-21T22:45:00+02:00
dTimStart: 2016-09-21T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Troubleshoot issues w/ casing tong, unable to B/O connection. Removed tong tension level and grinded same
dTimEnd: 2016-09-21T23:30:00+02:00
dTimStart: 2016-09-21T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Continued to P/U and M/U tubingTHRT. POOH, installed control lines and inspected THRT
dTimEnd: 2016-09-22T00:00:00+02:00
dTimStart: 2016-09-21T23:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: