Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-05-16T00:00:00+02:00 to 2008-05-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 1.7
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-05-17T00:00:00+02:00
dTimDiaHoleStart: 2008-05-11T14:00:00+02:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 14" casing from 610 m to 2131 m MD. Make up casing hanger/PADPRT. Change to DP handling gear.
hpht: 0
md: 2281
mdCsgLast: 2275.4
mdDiaHoleStart: 1086
mdPlanned: -999.99
mdStrengthForm: 1186
presTestType: formation integrity test
reportNo: 31
ropCurrent: -999.99
strengthForm: 1.38
sum24Hr: Rigged up 14" casing running equipment.  Made repairs on BX elevator. Ran shoejoints and threadlocked. Ran 14" casing to 610 m MD.
tightWell: 0
tvd: 2279.5
tvdCsgLast: 2274.1
tvdStrengthForm: 1186
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-05-16T12:00:00+02:00
density: 1.3
locationSample: Active pit
md: 2281
mudClass: water based
presBopRating: 690
pv: 27
type: HPWBM
visFunnel: -999.99
yp: 13.5
dTim: 2008-05-16T22:00:00+02:00
density: 1.3
locationSample: Active pit
md: 2281
mudClass: water based
presBopRating: 690
pv: 27
type: HPWBM
visFunnel: -999.99
yp: 13.5
Pore pressure:
dTim: 2008-05-17T00:00:00+02:00
equivalentMudWeight: 1.03
md: 2281
readingKind: estimated
Survey stations:
Activities:
comments: worked on TDS. Made up fixed centering bar / brackets on TDS.
dTimEnd: 2008-05-16T01:00:00+02:00
dTimStart: 2008-05-16T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Installed stand in rotary for testing TDS allignment relative to well centre. TDS 5 cm out of centre to STB.
dTimEnd: 2008-05-16T01:30:00+02:00
dTimStart: 2008-05-16T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Removed 2 shimmes ea 6 mm from fixed centering bar on TDS. Tested allignement relative to well centre. TDS 9 cm out of centre to port.
dTimEnd: 2008-05-16T02:15:00+02:00
dTimStart: 2008-05-16T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Reinstalled 2 shimms ea 6 mm and removed 2 ea shimms 1,5 mm. Tested allignment relative to well centre. TDS alligned with well centre but slightly out to port (~1 cm), not able to come closer with availble range of shimms (addtional 0,5-1 mm shimm may be installed at a later point).
dTimEnd: 2008-05-16T03:45:00+02:00
dTimStart: 2008-05-16T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Installed lockwire and secured TDS.
dTimEnd: 2008-05-16T04:00:00+02:00
dTimStart: 2008-05-16T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Held toolbox talk for rigging up 14" casing handling equipment.
dTimEnd: 2008-05-16T04:15:00+02:00
dTimStart: 2008-05-16T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged up 14" casing handling equipment. Static losses to well after midnight ~100 l/hrs.
dTimEnd: 2008-05-16T06:00:00+02:00
dTimStart: 2008-05-16T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged casing running equipment. Made up LaFleur.
dTimEnd: 2008-05-16T07:00:00+02:00
dTimStart: 2008-05-16T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk for continued rigging of casing running equipment (new crew).
dTimEnd: 2008-05-16T07:15:00+02:00
dTimStart: 2008-05-16T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged casing running equipment. Installed casing bails.
dTimEnd: 2008-05-16T10:15:00+02:00
dTimStart: 2008-05-16T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk for installing FMS and running 14" casing. Lost hydraulics in drilling module due to system trip.
dTimEnd: 2008-05-16T10:45:00+02:00
dTimStart: 2008-05-16T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Trip on hydraulic supply to drilling areas due to overheating.
dTimEnd: 2008-05-16T11:45:00+02:00
dTimStart: 2008-05-16T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued rigging 14" casing running equipment. Removed master bushing and installed FSM. Functioned slips, tong and elevator. Adjusted backwards travel on casing tong to avoid conflict with elevators. Elevator tilt for BX-2 missing. Rigged up for using tugger to tilt elevator. Meanwhile traced BX-2 elevator tilt adaptor from Sleipner.
dTimEnd: 2008-05-16T12:45:00+02:00
dTimStart: 2008-05-16T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Attempted to pick up shoe joint - nogo due to position of eye bolts holding die segments. Sheared eye bolt accidentaly.
dTimEnd: 2008-05-16T13:00:00+02:00
dTimStart: 2008-05-16T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Drilled out / re-threaded eye bolts on elevator and replaced by normal bolts.
dTimEnd: 2008-05-16T16:00:00+02:00
dTimStart: 2008-05-16T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Held toolbox talk prior to recommencing operation.
dTimEnd: 2008-05-16T16:15:00+02:00
dTimStart: 2008-05-16T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up shoe joint and hung off in slips. Picked up and made up intermediate joint, float collar joint and 1st casing joint (#189). Threadlocked couplings. Tested floats in shoe and filled casing.
dTimEnd: 2008-05-16T19:00:00+02:00
dTimStart: 2008-05-16T16:15:00+02:00
md: 49
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk with new crew for continued casing running operations and rigging up elevator tilit adapter. Recieved equipment from Sleipner.
dTimEnd: 2008-05-16T19:15:00+02:00
dTimStart: 2008-05-16T19:00:00+02:00
md: 49
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged up elevator tilt adapter for BX-2 frame.
dTimEnd: 2008-05-16T20:15:00+02:00
dTimStart: 2008-05-16T19:15:00+02:00
md: 49
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Recommenced casing running. Not able to latch BX-2 eleavtor onto casing coupling - elevator tillting back when given the closing signal. Troubleshot situation - found no fualts in programming or hook up. Found that elevator needed to have more load for closing. Ran 2 casing joints while troubleshooting.
dTimEnd: 2008-05-16T22:00:00+02:00
dTimStart: 2008-05-16T20:15:00+02:00
md: 74
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Ran 14" 96,6# casing from 74 m to 207 m MD. Filled every casing joint with 1,30 sg WBM.
dTimEnd: 2008-05-17T00:00:00+02:00
dTimStart: 2008-05-16T22:00:00+02:00
md: 207
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: