Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-09T00:00:00+02:00 to 2014-04-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-10T00:00:00+02:00
dTimDiaHoleStart: 2014-04-08T18:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: M/U tool string and gun assy for run no 2. RIH with assy no 2 to LC. Correlate for perforation from 3936 m to 3954 m. Perforate interval # 2. POOH with wire line tool string no.2. 
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 48
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: R/U wire line equipment. Pressure tested lubricator and rig up. M/U perforation string for run # 1. RIH with perforation string on WL 4010 m. Correlated tool string between 3973 m to 3991 m.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-04-09T21:00:00+02:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: M/U last 2 wire line riser joints to riser and installed lubricator.
Installed elevator, t-bar, sheave and slings to TDS.
Build scaffold around rotary for access.
dTimEnd: 2014-04-09T02:45:00+02:00
dTimStart: 2014-04-09T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Installed control lines from skid to lubricator.
dTimEnd: 2014-04-09T03:15:00+02:00
dTimStart: 2014-04-09T02:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to lift up lubricator in TDS.
dTimEnd: 2014-04-09T03:30:00+02:00
dTimStart: 2014-04-09T03:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Connected and lifted up lubricator in TDS. Installed quick test sub onto wire line riser.
dTimEnd: 2014-04-09T04:00:00+02:00
dTimStart: 2014-04-09T03:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Secured control cables to wire line riser and lubricator.
Transfered tools strings to drill floor.
dTimEnd: 2014-04-09T06:00:00+02:00
dTimStart: 2014-04-09T04:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Secured control cables to wire line riser and lubricator.
Transfered tools strings to drill floor.
dTimEnd: 2014-04-09T07:30:00+02:00
dTimStart: 2014-04-09T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to M/U tool string and handling guns.
dTimEnd: 2014-04-09T08:00:00+02:00
dTimStart: 2014-04-09T07:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: P/U tool string and gun assy for run # 1.
Meanwhile pressure tested KWV manifold to 20/345 bar, 5/10 min.
dTimEnd: 2014-04-09T10:30:00+02:00
dTimStart: 2014-04-09T08:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Flushed lines and lubricator. Pressure tested lubricator and rig up to 20/250 bar 5/10 min.
Meanwhile Performed pre-job meeting for handling guns.
dTimEnd: 2014-04-09T11:45:00+02:00
dTimStart: 2014-04-09T10:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Disconected lubricator and retracted same. M/U BHA for run # 1.
dTimEnd: 2014-04-09T13:45:00+02:00
dTimStart: 2014-04-09T11:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U lubricator. Tested QTS with test pump on rig floor to 20/250 bar for 5/10 min.
dTimEnd: 2014-04-09T14:30:00+02:00
dTimStart: 2014-04-09T13:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Opened DHSV, HMV. and SV.
dTimEnd: 2014-04-09T14:45:00+02:00
dTimStart: 2014-04-09T14:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string on WL with 30 m/min according to program.
Toolstring stopped moving at 3200 m / 73 deg inclination.
dTimEnd: 2014-04-09T17:15:00+02:00
dTimStart: 2014-04-09T14:45:00+02:00
md: 3200
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string on WL using tractor from 3200 m to 3600 m.
dTimEnd: 2014-04-09T19:15:00+02:00
dTimStart: 2014-04-09T17:15:00+02:00
md: 3600
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string on WL with 30 m/min to 4010 m.
Correlated across good GR - DO =-2 m.
Up weight @ 3860m = 5300 lbs.
dTimEnd: 2014-04-09T19:45:00+02:00
dTimStart: 2014-04-09T19:15:00+02:00
md: 4010
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Started reference pass up from 4010 m (CCL) to 3194 m @ 12 m/min.
dTimEnd: 2014-04-09T21:15:00+02:00
dTimStart: 2014-04-09T19:45:00+02:00
md: 3194
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: RIH with perforation string on WL to 3275 m. RIH tractoring down to 3620 m.
Up weight @ 3590m = 5000 lbs.
dTimEnd: 2014-04-09T22:30:00+02:00
dTimStart: 2014-04-09T21:15:00+02:00
md: 3620
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string on WL from 3620 m to 4010 m.
dTimEnd: 2014-04-09T22:45:00+02:00
dTimStart: 2014-04-09T22:30:00+02:00
md: 4010
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated tool string according to program between 3973 m to 3991 m.
2nd pass up. DO=2 m.
3rd pass up. DO=1 m.
4th pass up. DO=0.25 m.
5th pass up. Stop and add 0.5 m.
DO = 0.1 m.
dTimEnd: 2014-04-10T00:00:00+02:00
dTimStart: 2014-04-09T22:45:00+02:00
md: 3991
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: