Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-11T00:00:00+01:00 to 2013-12-12T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-12T00:00:00+01:00
dTimDiaHoleStart: 2013-12-09T08:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run and land production riser.
Install centralizers and tension system.
Cut and bewel riser tension joint.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
mdStrengthForm: 3302
presTestType: formation integrity test
reportNo: 32
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: POOH with HPDR joints from 21 meter.
Ran HP production riser from surface to 102 meter.
tightWell: 0
tvd: 3212.3
tvdCsgLast: 3212
tvdStrengthForm: 2848
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-11T20:00:00+01:00
density: 1.32
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 46
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11.5
Pore pressure:
Survey stations:
Activities:
comments: POOH with HPDR joints from 21 m.  Attached protectors and L/D joints on cantilever.
dTimEnd: 2013-12-11T02:45:00+01:00
dTimStart: 2013-12-11T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed lifting sub from Stress Joint /TBC and installed protector. L/O Stress Joint / TBC.
dTimEnd: 2013-12-11T03:15:00+01:00
dTimStart: 2013-12-11T02:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleared rig floor for HPDR fairings. P/U and landed HPPR fairings on rig floor and secured same.
dTimEnd: 2013-12-11T03:45:00+01:00
dTimStart: 2013-12-11T03:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed bolt protection to production TBC and installed lifting subs to HPPR, first 3 joints.
dTimEnd: 2013-12-11T05:15:00+01:00
dTimStart: 2013-12-11T03:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with crew prior to P/U and run production riser.
dTimEnd: 2013-12-11T05:30:00+01:00
dTimStart: 2013-12-11T05:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up tieback connector and stress joint, landed same in riser spider.
Picked up lower riser pup joint from cantilever.
dTimEnd: 2013-12-11T07:00:00+01:00
dTimStart: 2013-12-11T05:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with oncoming crews.
dTimEnd: 2013-12-11T07:15:00+01:00
dTimStart: 2013-12-11T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Inspected seal faces and installed IX-14 ring gasket.
Made up bolted flange connection.
Pressure tested flange connection to 207 bar through test port, ok.
Installed fairings.
Lowered riser through rotary and spaced out to test tieback connector.
dTimEnd: 2013-12-11T09:30:00+01:00
dTimStart: 2013-12-11T07:15:00+01:00
md: 11
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Function tested tieback connector.
dTimEnd: 2013-12-11T10:15:00+01:00
dTimStart: 2013-12-11T09:30:00+01:00
md: 11
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up standard riser joint #1 and made up to riser pup joint.
Inspected seal faces and installed IX-14 ring gasket.
Made up bolted flange connection.
Pressure tested flange connection to 207 bar through test port, ok.
Installed fairings.
Lowered riser and landed same in riser spider.
dTimEnd: 2013-12-11T12:15:00+01:00
dTimStart: 2013-12-11T10:15:00+01:00
md: 37
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up standard riser joint #2 and made up to standard riser joint #1.
Inspected seal faces and installed IX-14 ring gasket.
Made up bolted flange connection.
Pressure tested flange connection to 207 bar through test port, ok.
Installed fairings.
Lowered riser and landed same in riser spider.
dTimEnd: 2013-12-11T14:45:00+01:00
dTimStart: 2013-12-11T12:15:00+01:00
md: 52
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up standard riser joint #3 and made up to standard riser joint #2.
Inspected seal faces and installed IX-14 ring gasket.
Made up bolted flange connection.
Pressure tested flange connection to 207 bar through test port, ok.
Installed fairings.
Lowered riser and landed same in riser spider.
dTimEnd: 2013-12-11T16:30:00+01:00
dTimStart: 2013-12-11T14:45:00+01:00
md: 66
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up standard riser joint #4 and made up to standard riser joint #3.
Inspected seal faces and installed IX-14 ring gasket.
Made up bolted flange connection.
Pressure tested flange connection to 207 bar through test port, ok.
Installed fairings.
Lowered riser and landed same in riser spider.
dTimEnd: 2013-12-11T18:45:00+01:00
dTimStart: 2013-12-11T16:30:00+01:00
md: 81
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up splash zone riser joint and made up to standard riser joint #4.
Inspected seal faces and installed IX-14 ring gasket.
Made up bolted flange connection.
Pressure tested flange connection to 207 bar through test port, ok.
Installed fairings.
Lowered riser and landed same in riser spider.
dTimEnd: 2013-12-11T20:30:00+01:00
dTimStart: 2013-12-11T18:45:00+01:00
md: 95
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up upper riser pup joint and made up to splash zone riser joint.
Inspected seal faces and installed IX-14 ring gasket.
Made up bolted flange connection.
Pressure tested flange connection to 207 bar through test port, ok.
Installed fairings.
Lowered riser and landed same in riser spider.
dTimEnd: 2013-12-11T22:45:00+01:00
dTimStart: 2013-12-11T20:30:00+01:00
md: 102
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with crew prior to pick up tension joint.
dTimEnd: 2013-12-11T23:00:00+01:00
dTimStart: 2013-12-11T22:45:00+01:00
md: 102
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up tension joint and made up to upper riser pup joint.
Inspected seal faces and installed IX-14 ring gasket.
dTimEnd: 2013-12-12T00:00:00+01:00
dTimStart: 2013-12-11T23:00:00+01:00
md: 102
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: