Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2014-01-06T00:00:00+01:00 to 2014-01-07T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-07T00:00:00+01:00
dTimDiaHoleStart: 2014-01-06T22:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Finalize WL rigup. 
RIH on WL with perforation guns and perforate interval #1. POOH with guns on WL. L/D toolstring.

hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 53
ropCurrent: -999.99
sum24Hr: Handed well over to Production for XMT commisioning. Received well from Production. Performed inflow tests. Retrieved BPV and dart.
Rigged up for WL.
tightWell: 0
tvd: 3212
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Well handed over to Production at 00:00 hrs.
Meanwhile continued instrumentation work on XMT
dTimEnd: 2014-01-06T00:15:00+01:00
dTimStart: 2014-01-06T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Production performing commisioning of XMT.
Meanwhile finalized rigup for testing with cement unit and performed maintenance.
dTimEnd: 2014-01-06T06:00:00+01:00
dTimStart: 2014-01-06T00:15:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Production performing commisioning of XMT.
Meanwhile spotted WL BOP in moonpool and brought WL equipment to rig floor. Built riser and lubrictaor sections for WL.
dTimEnd: 2014-01-06T14:45:00+01:00
dTimStart: 2014-01-06T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Held Tool Box talk with all involved personel for leak testing XMT.
dTimEnd: 2014-01-06T15:00:00+01:00
dTimStart: 2014-01-06T14:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Connected AWS test pump hose from WH panel
dTimEnd: 2014-01-06T16:30:00+01:00
dTimStart: 2014-01-06T15:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed line test from cmt unit to KWV, 20/345 bar for 5/15 min.
dTimEnd: 2014-01-06T17:15:00+01:00
dTimStart: 2014-01-06T16:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Filled XMT with Packer fluid and closed SV. Confirmed line from PWV vented.
Tested XMT body to 30/345 bar for 5/15 min against BPV.
dTimEnd: 2014-01-06T18:00:00+01:00
dTimStart: 2014-01-06T17:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Inflow tested MMV to 250 bar for 15 min.
dTimEnd: 2014-01-06T18:30:00+01:00
dTimStart: 2014-01-06T18:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Inflow tested HMV to 250 bar for 15 min.
dTimEnd: 2014-01-06T19:00:00+01:00
dTimStart: 2014-01-06T18:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held Tool Box meeting
dTimEnd: 2014-01-06T19:15:00+01:00
dTimStart: 2014-01-06T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Opened HMV and closed KWV. Bled off pressure to 10 bar.
Inflow tested KWV to 250 bar for 15 min.
dTimEnd: 2014-01-06T19:45:00+01:00
dTimStart: 2014-01-06T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed Tree Cap and retrieved Dart and BPV.
dTimEnd: 2014-01-06T21:15:00+01:00
dTimStart: 2014-01-06T19:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Connected control hoses to XMT.
dTimEnd: 2014-01-06T22:00:00+01:00
dTimStart: 2014-01-06T21:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed Tool Box talk before rigging up.
dTimEnd: 2014-01-06T22:15:00+01:00
dTimStart: 2014-01-06T22:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Installed lower spool onto XMT, removed lifting cap.
dTimEnd: 2014-01-06T22:45:00+01:00
dTimStart: 2014-01-06T22:15:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Installed lifing cap onto WL BOP. P/U WL BOP and installed on lower spool.
dTimEnd: 2014-01-06T23:30:00+01:00
dTimStart: 2014-01-06T22:45:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Connected control hoses to WL BOP and function tested same.
dTimEnd: 2014-01-07T00:00:00+01:00
dTimStart: 2014-01-06T23:30:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: