Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-13T00:00:00+01:00 to 2014-02-14T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-14T00:00:00+01:00
dTimDiaHoleStart: 2014-02-03T20:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with 8 1/2" Clean-out assy. 
P/U 9 5/8" casing cutting assy and RIH with same. Cut 9 5/8" casing at 1433 m. POOH.
M/U Lock Down retrieval tool and RIH with same.
Retrieve Lock Down assy. POOH with same.
hpht: 0
md: 2850
mdCsgLast: 3090.1
mdDiaHoleStart: 3147
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 20
ropCurrent: -999.99
sum24Hr: Continued RIH with cement stinger from 1726 to 3097 m. Washed down and tagged EVO plug at 3148 m. Pulled up and conditioned mud.
Placed a 300 m cement plug. Pulled out of cement and circulated btm up. POOH with cement stinger to 168 m.
tightWell: 0
tvdCsgLast: 2895
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-13T22:00:00+01:00
density: 1.28
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 46
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 1.5
Pore pressure:
Survey stations:
Activities:
comments: Continued RIH with cement stinger on 5 1/2" DP from 1726 to 3097 m.
dTimEnd: 2014-02-13T00:45:00+01:00
dTimStart: 2014-02-13T00:00:00+01:00
md: 3097
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Staged up pumps to 500 LPM / 55 bar.
dTimEnd: 2014-02-13T01:15:00+01:00
dTimStart: 2014-02-13T00:45:00+01:00
md: 3097
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Washed down slowly with 500 LPM/55 bar and tagged EVO plug at 3148 m. Tagged twice with 1-2 T on plug.
dTimEnd: 2014-02-13T01:45:00+01:00
dTimStart: 2014-02-13T01:15:00+01:00
md: 3148
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Conditioned mud until even MW in/out. Circulated 3 1/2 btm up.
Started with 1710 LPM/275 bar due to high pump pressure and went slowly up to 2100 LPM/270 bar as the mud became conditioned.
dTimEnd: 2014-02-13T05:00:00+01:00
dTimStart: 2014-02-13T01:45:00+01:00
md: 3140
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Held TBT for cement job.
dTimEnd: 2014-02-13T05:15:00+01:00
dTimStart: 2014-02-13T05:00:00+01:00
md: 3140
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Racked back last stand and M/U 6 m pupjoint and cement assy. RIH to 3144 m.
Installed cement hose. Applied 20 bar. Confirmed line-up.
dTimEnd: 2014-02-13T06:00:00+01:00
dTimStart: 2014-02-13T05:15:00+01:00
md: 3144
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped 8 m3 1,60 SG spacer with rig pump.
Changed lineup to cement unit. Applied 30 bar behind IBOP.
Waited for crewchange.
dTimEnd: 2014-02-13T07:00:00+01:00
dTimStart: 2014-02-13T06:00:00+01:00
md: 3144
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Held TBT for all involved in cement job.
dTimEnd: 2014-02-13T07:15:00+01:00
dTimStart: 2014-02-13T07:00:00+01:00
md: 3144
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Mixed and pumped 8,3 m3 1,90 SG GasStop cement.
dTimEnd: 2014-02-13T07:30:00+01:00
dTimStart: 2014-02-13T07:15:00+01:00
md: 3144
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Removed cement hose and lined up from rig pumps.
dTimEnd: 2014-02-13T07:45:00+01:00
dTimStart: 2014-02-13T07:30:00+01:00
md: 3144
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped additional 1,8 m3 1,60 SG spacer using rig pumps.
Displaced cement with 1,37 SG OBM using rig pumps. Displaced at 2200 LPM/280 bar and 30 RPM/8 kNm.
dTimEnd: 2014-02-13T08:15:00+01:00
dTimStart: 2014-02-13T07:45:00+01:00
md: 3144
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Broke out and L/D cement assy.
dTimEnd: 2014-02-13T08:30:00+01:00
dTimStart: 2014-02-13T08:15:00+01:00
md: 3140
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH with cement stinger on 5 1/2" DP from 3140 to 2750 m.
Restricted pulling speed: 3 min/stand.
No wet pipe seen.
dTimEnd: 2014-02-13T09:30:00+01:00
dTimStart: 2014-02-13T08:30:00+01:00
md: 2750
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed 2 x wiper balls and circulated btms up with 2300 LPM/265 bar and 40 RPM/6 kNm.
No cement, but spacer in return.
dTimEnd: 2014-02-13T11:00:00+01:00
dTimStart: 2014-02-13T09:30:00+01:00
md: 2750
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH cement stinger on 5 1/2" DP from 2750 to 2490 m.
dTimEnd: 2014-02-13T11:30:00+01:00
dTimStart: 2014-02-13T11:00:00+01:00
md: 2490
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed kick drill while flowchecking well on triptank for 15 min. Well static.
Pumped 3 m3 slug and chased same.
dTimEnd: 2014-02-13T12:00:00+01:00
dTimStart: 2014-02-13T11:30:00+01:00
md: 2490
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH cement stinger on 5 1/2" DP from 2490 to 1800 m.
Damage to slips occured.
dTimEnd: 2014-02-13T12:45:00+01:00
dTimStart: 2014-02-13T12:00:00+01:00
md: 1800
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pulled, cleaned, greased and inspected PS21 due to damage.
dTimEnd: 2014-02-13T13:15:00+01:00
dTimStart: 2014-02-13T12:45:00+01:00
md: 1800
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: POOH cement stinger on 5 1/2" DP from 1800 to 1200 m.
PRS encoder problems occured.
dTimEnd: 2014-02-13T14:00:00+01:00
dTimStart: 2014-02-13T13:15:00+01:00
md: 1200
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Changed from aft PRS to forward PRS due to encoder problem.
dTimEnd: 2014-02-13T14:15:00+01:00
dTimStart: 2014-02-13T14:00:00+01:00
md: 1300
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: POOH cement stinger on 5 1/2" DP from 1200 to 360 m.
dTimEnd: 2014-02-13T15:30:00+01:00
dTimStart: 2014-02-13T14:15:00+01:00
md: 360
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Removed PS21 and installed Master bushing.
dTimEnd: 2014-02-13T15:45:00+01:00
dTimStart: 2014-02-13T15:30:00+01:00
md: 360
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Broke out X/O and racked back last stand of 5 1/2"
dTimEnd: 2014-02-13T16:00:00+01:00
dTimStart: 2014-02-13T15:45:00+01:00
md: 360
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Held TBT for rigging up casing tong.
dTimEnd: 2014-02-13T16:15:00+01:00
dTimStart: 2014-02-13T16:00:00+01:00
md: 360
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Rigged up casing tong.
dTimEnd: 2014-02-13T16:30:00+01:00
dTimStart: 2014-02-13T16:15:00+01:00
md: 360
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: M/U well contingency sub. Cleaned and cleared on rig floor before manual handling.
dTimEnd: 2014-02-13T17:00:00+01:00
dTimStart: 2014-02-13T16:30:00+01:00
md: 360
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH with 2 7/8" cement stinger from 360 to 150 m and L/D same to deck.
dTimEnd: 2014-02-13T19:00:00+01:00
dTimStart: 2014-02-13T17:00:00+01:00
md: 150
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Held TBT with ongoing crew.
dTimEnd: 2014-02-13T19:15:00+01:00
dTimStart: 2014-02-13T19:00:00+01:00
md: 150
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Continued POOH with 2 7/8" cement stinger from 150 to 110 m and L/D same to deck.
Fitting on elevator broke.
dTimEnd: 2014-02-13T19:45:00+01:00
dTimStart: 2014-02-13T19:15:00+01:00
md: 110
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Repaired leaking hydraulic fitting on BX elevator.
dTimEnd: 2014-02-13T20:15:00+01:00
dTimStart: 2014-02-13T19:45:00+01:00
md: 110
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Continued POOH with 2 7/8" cement stinger and Bull nose from 110 m to surface and L/D same to deck.
dTimEnd: 2014-02-13T21:45:00+01:00
dTimStart: 2014-02-13T20:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Held TBT for rigging down casing tong.
dTimEnd: 2014-02-13T22:00:00+01:00
dTimStart: 2014-02-13T21:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Rigged down casing tong.
dTimEnd: 2014-02-13T22:30:00+01:00
dTimStart: 2014-02-13T22:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: P/U Clean-out assy from deck. Checked same.
dTimEnd: 2014-02-13T23:00:00+01:00
dTimStart: 2014-02-13T22:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held TBT for changing handling equipment and RIH with BHA.
dTimEnd: 2014-02-13T23:15:00+01:00
dTimStart: 2014-02-13T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed handling equipment.
dTimEnd: 2014-02-13T23:30:00+01:00
dTimStart: 2014-02-13T23:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH with Clean-out assy on 5 1/2" HWDP to 168 m.
dTimEnd: 2014-02-14T00:00:00+01:00
dTimStart: 2014-02-13T23:30:00+01:00
md: 168
phase: fixed
proprietaryCode: plug abandon -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: