Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2008-03-19T00:00:00+01:00 to 2008-03-20T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
daysBehind: 9.5
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-03-20T00:00:00+01:00
dTimDiaHoleStart: 2008-03-19T21:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: WOW for pulling drilling riser. Perform general maintenance.
hpht: 0
md: 3510
mdCsgLast: 3508
mdDiaHoleStart: 3510
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 73
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Operation had to be suspended due to exhaust fumes blowing into the rig floor. Meanwhile cleaned the moon pool, pit room, pump room and perform general maintenance. Install the 10 3/4" lock down sub.  WOW. Meanwhile inspected and serviced the aft PRS and the TDS. Changed out Wash pipe.
tightWell: 0
tvd: 3138.8
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2008-03-19T22:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: 3508
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-03-20T00:00:00+01:00
equivalentMudWeight: 1.08
md: 3510
readingKind: measured
Survey stations:
Activities:
comments: Operation suspended due to exhaust fumes blowing into the rig floor. Meanwhile cleaned the moon pool, pit room and pump room.

dTimEnd: 2008-03-19T06:00:00+01:00
dTimStart: 2008-03-19T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Operation suspended due to exhaust fumes blowing into the rig floor. Meanwhile cleaned the moon pool, pit room, pump room and general maintenance.

dTimEnd: 2008-03-19T15:45:00+01:00
dTimStart: 2008-03-19T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Held tool box talk and picked/made up the 10 3/4" Lock down sub.

dTimEnd: 2008-03-19T16:30:00+01:00
dTimStart: 2008-03-19T15:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with the 10 3/4" Lock down sub to 130 m took up/down weight 78/74 MT.

dTimEnd: 2008-03-19T17:00:00+01:00
dTimStart: 2008-03-19T16:30:00+01:00
md: 130
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed the 10 3/4" Lock down sub at 139.27m, as per Vetco procedure.

dTimEnd: 2008-03-19T17:30:00+01:00
dTimStart: 2008-03-19T17:00:00+01:00
md: 139.3
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed line test from CMT unit to the rig floor to 207 bars 5 min.

dTimEnd: 2008-03-19T17:45:00+01:00
dTimStart: 2008-03-19T17:30:00+01:00
md: 139.3
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure up to 207 bars 5 min to fully set of the 10 3/4" Lock down sub. Volume pumped 275 litres - 250 litres in return.

dTimEnd: 2008-03-19T18:45:00+01:00
dTimStart: 2008-03-19T17:45:00+01:00
md: 139.3
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Released the 10 3/4"Lock down sub RT.

dTimEnd: 2008-03-19T19:00:00+01:00
dTimStart: 2008-03-19T18:45:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with the 10 3/4" Lock down sub RT and laid out same.

dTimEnd: 2008-03-19T21:00:00+01:00
dTimStart: 2008-03-19T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: WOW. Meanwhile inspected and serviced the aft PRS.
dTimEnd: 2008-03-19T22:45:00+01:00
dTimStart: 2008-03-19T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW. Held time out due to LTA on main deck.

dTimEnd: 2008-03-19T23:15:00+01:00
dTimStart: 2008-03-19T22:45:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW. Continued servicing the aft PRS.

dTimEnd: 2008-03-20T00:00:00+01:00
dTimStart: 2008-03-19T23:15:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: