Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-25T00:00:00+02:00 to 2013-10-26T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 7.3
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-26T00:00:00+02:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Waiting on weather prior to pulling production riser. Perform general rig maintenance.
hpht: 0
md: 2637
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 67
ropCurrent: -999.99
sum24Hr: Pulled out of hole with 2 7/8" tubing to surface. Rigged down tubing handling equipment and casing tong. M/U 8 1/2" Clean-out bit and RIH with same. Tagged TOC @2624 m, drilled and verified hard cement down to 2637 m and tagged TOC with 10 tons. Circulated bottoms up and POOH with 8 1/2" bit to 1900 m.
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-25T21:00:00+02:00
density: 1.21
locationSample: Flowline
md: 2630
mudClass: oil based
presBopRating: 345
pv: 40
type: Enviromul Yellow
visFunnel: -999.99
yp: 9.5
dTim: 2013-10-25T10:00:00+02:00
density: 1.21
locationSample: Active pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
Pore pressure:
Survey stations:
Activities:
comments: R/U casing tong, installed slips and changed handling equipment to 2 7/8".
dTimEnd: 2013-10-25T01:00:00+02:00
dTimStart: 2013-10-25T00:00:00+02:00
md: 422
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to lay down single joints of 2 7/8" tubing.
dTimEnd: 2013-10-25T01:15:00+02:00
dTimStart: 2013-10-25T01:00:00+02:00
md: 422
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: L/D single joints of 2 7/8" tubing while POOH from 422 m to surface. Avg. tripping speed 73 m/hr.
dTimEnd: 2013-10-25T07:00:00+02:00
dTimStart: 2013-10-25T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor.
dTimEnd: 2013-10-25T07:30:00+02:00
dTimStart: 2013-10-25T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: R/D and lifted out tubing handling equipment including casing tong.
dTimEnd: 2013-10-25T10:00:00+02:00
dTimStart: 2013-10-25T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: M/U 8 1/2" Clean-out bit and bit-sub. Installed float.
dTimEnd: 2013-10-25T10:30:00+02:00
dTimStart: 2013-10-25T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Inspected and cleaned dies in aft PRS, changed out worn dies.
dTimEnd: 2013-10-25T13:00:00+02:00
dTimStart: 2013-10-25T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" Clean-out bit on 5 1/2" HWDP from surface to 204 m. Avg tripping speed: 408 m7hrs.
dTimEnd: 2013-10-25T13:30:00+02:00
dTimStart: 2013-10-25T13:00:00+02:00
md: 204
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed auto slips.
dTimEnd: 2013-10-25T13:45:00+02:00
dTimStart: 2013-10-25T13:30:00+02:00
md: 204
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" Clean-out bit on 5 1/2" DP from 204 m to 2590 m. Filled pipe every 20 stands. Avg tripping speed: 530 m/hrs.
dTimEnd: 2013-10-25T18:15:00+02:00
dTimStart: 2013-10-25T13:45:00+02:00
md: 2590
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Broke circualtion 1330 lpom, 68 bar and recoreded parameters: up-/down-weight 160 / 120 tons. Free rotating weight 136 tons, 11 - 14 kNm, 25 RPM. Circulated 1500 lpm, 70 bar, 50 RPM while reciprocating string.
dTimEnd: 2013-10-25T19:00:00+02:00
dTimStart: 2013-10-25T18:15:00+02:00
md: 2590
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Washed in hole with 500 lpm, 23 bar from 2590 m to 2624 m without rotation. Took weight @ 2624 m. L/D top single and M/U next stand. R-tagged @ 2624 m with 500 lpm, 23 bar, pulled up 3 m and established drilling parametres 1500 lpm, 65 bar, 60 RPM, 13 - 16 kNm, RIH and dressed TOC from 2624 m to 2627 m. Observed resistance decreasing. Picked up 2 m, stopped rotation and reduced flow to 500 lpm, 23 bar. Continued washing in hole and observed immediate tag @ 2627 m.
dTimEnd: 2013-10-25T20:15:00+02:00
dTimStart: 2013-10-25T19:00:00+02:00
md: 2627
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Picked up 3 m to 2624 m and established drilling parameters 2000 lpm, 93 bar, 80 RPM, 14 - 18 kNm. RIH and dressed cement from 2627 m to 2630 m with 2 - 3 tons WOB. Picked off bottom and stopped rotation and reduced flwo to 300 lpm, 17 bar. Tagged TOC with 10 tons. Re-established drilling parameters 2000 lpm, 93 bar, 80 RPM, 14 -18 kNm. RIH and dressed cement from 2630 m to 2637 m with 5 tons WOB. Avg ROP 28 m/hrs.
dTimEnd: 2013-10-25T21:15:00+02:00
dTimStart: 2013-10-25T20:15:00+02:00
md: 2637
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Picked off bottom and circulated bottoms up with 2500 lpm, 126 bar, 80 RPM, 15 - 22 kNm while reciprocating string.
dTimEnd: 2013-10-25T22:00:00+02:00
dTimStart: 2013-10-25T21:15:00+02:00
md: 2634
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Stopped rotation and reduced flow to 300 lpm, 17 bar. RIH and tagged TOC with 10 tons for 2 min 2637 m.
dTimEnd: 2013-10-25T22:15:00+02:00
dTimStart: 2013-10-25T22:00:00+02:00
md: 2637
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped slug. R/B stand and M/U single joint of 5 1/2" DP.
dTimEnd: 2013-10-25T22:45:00+02:00
dTimStart: 2013-10-25T22:15:00+02:00
md: 2610
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" Clean-out bit from 2610 m to 1900 m. Avg tripping speed: 568 m/hrs.
dTimEnd: 2013-10-26T00:00:00+02:00
dTimStart: 2013-10-25T22:45:00+02:00
md: 1900
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
Lithology and shows: