Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-25T00:00:00+02:00 to 2013-09-26T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-26T00:00:00+02:00
dTimDiaHoleStart: 2013-09-23T22:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with completin string to TOL.
Pull back and install space out pups.
Install tubing hanger.
Land and test hanger.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 27
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Ran 7" completion from 1096 m to 2756 m. 
Picked up and terminated DHSV.
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-25T09:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: RIH with 7" tubing from 1096 m to 1108 m.
Average running speed 4 joints/hr.
dTimEnd: 2013-09-25T00:15:00+02:00
dTimStart: 2013-09-25T00:00:00+02:00
md: 1108
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Replaced make up tong dies.
dTimEnd: 2013-09-25T01:00:00+02:00
dTimStart: 2013-09-25T00:15:00+02:00
md: 1600
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 1108 m to 1662 m.
Average running speed 7,7 joints/hr.
dTimEnd: 2013-09-25T07:00:00+02:00
dTimStart: 2013-09-25T01:00:00+02:00
md: 1662
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to RIH with completion string.
dTimEnd: 2013-09-25T07:15:00+02:00
dTimStart: 2013-09-25T07:00:00+02:00
md: 1662
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 1662 m to 1873 m.
Average running speed 6,4 joints/hr.
dTimEnd: 2013-09-25T10:00:00+02:00
dTimStart: 2013-09-25T07:15:00+02:00
md: 1873
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Emptied trip tank.
Greased automatic slips.
dTimEnd: 2013-09-25T10:15:00+02:00
dTimStart: 2013-09-25T10:00:00+02:00
md: 1873
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 1872 m to 2482 m.
Average running speed 7,5 joints/hr.
dTimEnd: 2013-09-25T17:00:00+02:00
dTimStart: 2013-09-25T10:15:00+02:00
md: 2482
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting
dTimEnd: 2013-09-25T17:15:00+02:00
dTimStart: 2013-09-25T17:00:00+02:00
md: 2482
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up and made up assembly #5 DHSV and made up same to string.
RIH with completion string from 2482 m to 2490 m.
Installed and terminated DHSV control lines.
Tested DHSV control lines to 520 bar.
Tested DHSV control lines to 345 bar and maintained DHSV open while RIH from 2490 m to 2502 m.
dTimEnd: 2013-09-25T20:15:00+02:00
dTimStart: 2013-09-25T17:15:00+02:00
md: 2482
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 2502 m to 2759 m.
Average running speed 5,7 joints/hr.
dTimEnd: 2013-09-26T00:00:00+02:00
dTimStart: 2013-09-25T20:15:00+02:00
md: 2759
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: