Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-21T00:00:00+02:00 to 2008-06-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-22T00:00:00+02:00
dTimDiaHoleStart: 2008-06-18T03:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rig up tubing running equipment. Bulid TH landing string. Run 7" completion assemblies. Run tubing to 300 m MD.
hpht: 0
md: 3750
mdCsgLast: 3695
mdDiaHoleStart: 3750
mdPlanned: -999.99
mdPlugTop: 3654
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 67
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: POOH with 7"x 9 5/8" x 10 3/4" cleaning string. Laid down 3 /12" singles when pulling out. Retrieved bowl protector. Prepared for running tubing.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-21T12:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 3750
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Pumped 1,03 sg packed fluid at 2800 lpm / SPP 297 bar. Pumped a total of 222 m3 1,03 sg packer fluid. Measured NTU at end of displacment : 674/527/471/434/386/929/450/365/270.
dTimEnd: 2008-06-21T01:00:00+02:00
dTimStart: 2008-06-21T00:00:00+02:00
md: 3634
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Flushed line to cement unit and transferred 1,03 sg packer fluid to cement unit. Positioned tooljoint underneath UPR and closed same. Lined up to test casing/liner through standpipe. Tested production casing/liner to 35/345 bar 5 /10 min - ok. Meanwhile mixed new packer fluid for filling trip tanks.
dTimEnd: 2008-06-21T02:45:00+02:00
dTimStart: 2008-06-21T01:00:00+02:00
md: 3634
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Flowchecked visually using flowline camera - well static. Meanwhile mixed new packer fluid - dumped 1 batch due to contaminated water.
dTimEnd: 2008-06-21T03:15:00+02:00
dTimStart: 2008-06-21T02:45:00+02:00
md: 3622
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Mixed new batch of packer fluid in pit#2 - observed percipitate and NTU > 400 when adding Sodium bicarbonate. Suspected contamination from dry additive system (hopper/conveyer). Dumped contaminated packer fluid from pit#2. Prepared for mixing new batch of packer fluid bypassing the dry additive system. Meanwhile serviced and greased TDS.
dTimEnd: 2008-06-21T06:00:00+02:00
dTimStart: 2008-06-21T03:15:00+02:00
md: 3622
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Mixed new batch of packer fluid in pit#2. Bypassed dry additive system (hopper) when adding Sodium bicarbonate, got clean fluid.
dTimEnd: 2008-06-21T07:00:00+02:00
dTimStart: 2008-06-21T06:00:00+02:00
md: 3622
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to filling trip tanks.
dTimEnd: 2008-06-21T07:15:00+02:00
dTimStart: 2008-06-21T07:00:00+02:00
md: 3622
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Lined up and filled trip tanks via standpipe bleed line.
dTimEnd: 2008-06-21T07:30:00+02:00
dTimStart: 2008-06-21T07:15:00+02:00
md: 3622
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: POOH with cleaning assemblies on 5 1/2" DP from 3622 m to 2090 m MD. Checked intervall 3240-3250 m MD for obstruction - none observed. Trip speed: 410 m/hrs
dTimEnd: 2008-06-21T11:15:00+02:00
dTimStart: 2008-06-21T07:30:00+02:00
md: 2090
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to laying out cleaning assembly #6.
dTimEnd: 2008-06-21T11:30:00+02:00
dTimStart: 2008-06-21T11:15:00+02:00
md: 2090
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Broke out and laid down cleaning assembly #6 - 10 3/4" razor back scrapers / posi drift / well sweep magnets / well patroller. Moderate amounts of swarf recovered on magnets, but no large chunks. Changed from 5 1/2" to 5" handing equipment.
dTimEnd: 2008-06-21T12:30:00+02:00
dTimStart: 2008-06-21T11:30:00+02:00
md: 2070
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: POOH with cleaning assemblies on 5" DP from 2070 m to 1054 m MD. Trip speed: 346 m/hrs.
dTimEnd: 2008-06-21T15:30:00+02:00
dTimStart: 2008-06-21T12:30:00+02:00
md: 1054
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Broke and laid out cleaning assembly #5 - well sweep magnets.  Assembly #4 - polish mill / well commissioner / 9 5/8" Razor back and assembly #3 - top dress mill was laid out together. Moderate amounts of swarf recovered on magnets, but no large chunks. Changed from 5" to 3 1/2" handling equipment. POOH with cleaning string on 3 1/2" DP from 1054 m to 1016 m MD. Got problems with HTS rollers.
dTimEnd: 2008-06-21T16:30:00+02:00
dTimStart: 2008-06-21T15:30:00+02:00
md: 1016
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Troubleshot problem with HTS rollers.
dTimEnd: 2008-06-21T17:00:00+02:00
dTimStart: 2008-06-21T16:30:00+02:00
md: 1016
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued to POOH with cleaning string on 3 1/2" DP from 1016 m to 230 m MD. Laid down 3 1/2" singles. Got problems with HTS tailing arm. Trip speed: 160 m/hrs.
dTimEnd: 2008-06-21T22:00:00+02:00
dTimStart: 2008-06-21T17:00:00+02:00
md: 230
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Troubleshot HTS tailing arm.
dTimEnd: 2008-06-21T22:30:00+02:00
dTimStart: 2008-06-21T22:00:00+02:00
md: 230
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued to POOH with cleaning string on 3 1/2" DP from 230 m to 150 m MD. Laid down 3 1/2" singles.
dTimEnd: 2008-06-21T23:00:00+02:00
dTimStart: 2008-06-21T22:30:00+02:00
md: 150
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Removed PS-21 automatic slips. Installed masterbushing and bowl.
dTimEnd: 2008-06-21T23:15:00+02:00
dTimStart: 2008-06-21T23:00:00+02:00
md: 150
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued to POOH with cleaning string on 3 1/2" DP from 150 m to 20 m MD. Laid down 3 1/2" singles.
dTimEnd: 2008-06-22T00:00:00+02:00
dTimStart: 2008-06-21T23:15:00+02:00
md: 20
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: