Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2009-03-06T00:00:00+01:00 to 2009-03-07T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-03-07T00:00:00+01:00
dTimDiaHoleStart: 2009-03-06T18:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Wait on production to hand over well (dependent on initial start up of F-15). Recieve control of well from production. Hook up local control panel and bleed off manifold to XMT. Land WL riser on XMT and make up same. Rig up WL equipment in derrick.
hpht: 0
md: 3750
mdCsgLast: 3695
mdPlanned: -999.99
mdPlugTop: 3654
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Re-arranged hatches on Weather deck. Skidded rig from F-15 to F-14. Waited on production to hand over well F-14.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Re-arranged hatches on weather deck.
dTimEnd: 2009-03-06T20:30:00+01:00
dTimStart: 2009-03-06T18:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to skidding from F-15 to F-14.
dTimEnd: 2009-03-06T20:45:00+01:00
dTimStart: 2009-03-06T20:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Removed scaffoling on Weather deck and bridge from production module to cantilever.
dTimEnd: 2009-03-06T21:30:00+01:00
dTimStart: 2009-03-06T20:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Skidded rig from F-15 to F-14. Made adjustments as required to put rotary in line with F-14 XMT.
dTimEnd: 2009-03-06T22:15:00+01:00
dTimStart: 2009-03-06T21:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Waited on handover of well F-14.

Meanwhile :
-Landed WL riser/BOP on Weather deck hatch and secured same
-Built scaffolding/rails on Weather deck
-Performed general PMs in drilling areas
-Dismantled drilling BOP
-Re-terminated ROV umbilical

dTimEnd: 2009-03-07T00:00:00+01:00
dTimStart: 2009-03-06T22:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
Lithology and shows: