Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-10-06T00:00:00+02:00 to 2013-10-07T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-07T00:00:00+02:00
dTimDiaHoleStart: 2013-09-29T06:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Skid cantilever package to F-15 slot.

Reporting will continue on F-15 C.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 38
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: None
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-06T17:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 27
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 4
dTim: 2013-10-06T20:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 29
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 5
Pore pressure:
Survey stations:
Activities:
comments: Installed permanent hatch on F-1 slot.
AWS prepared for testing of Xmas tree.
dTimEnd: 2013-10-06T01:30:00+02:00
dTimStart: 2013-10-06T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Held TBT with all involved parties prior testing of Xmas tree.
dTimEnd: 2013-10-06T01:45:00+02:00
dTimStart: 2013-10-06T01:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Lined up and tested cement line to KWV w/ 30/345 bar for 5/10 min.
dTimEnd: 2013-10-06T02:30:00+02:00
dTimStart: 2013-10-06T01:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Lined up valves on Xmas tree and filled same with MEG.
Pressure tested tree cap connection to 30/345 bar 5/10 min, good test.
dTimEnd: 2013-10-06T03:15:00+02:00
dTimStart: 2013-10-06T02:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Bled pressure and closed SV.
Pressure tested SV to 30/345 bar for 5/10 min, good test.
Bled off to 42 bar (SIWHP + 5 bar) to closed drain. Opened DHSV and HMV.
dTimEnd: 2013-10-06T03:45:00+02:00
dTimStart: 2013-10-06T03:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Bullheaded 2 m3 MEG into well using MEG injection pump.
dTimEnd: 2013-10-06T05:45:00+02:00
dTimStart: 2013-10-06T03:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pumped 7,6 m3 of packer fluid with cement unit, 270 - 300 lpm with 320 - 325 bar.
dTimEnd: 2013-10-06T06:15:00+02:00
dTimStart: 2013-10-06T05:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Bled down Xmas tree to 45 bar via closed drain. Closed DHSV.
dTimEnd: 2013-10-06T08:30:00+02:00
dTimStart: 2013-10-06T06:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Inflow tested DHSV for 30 min.
Inflow tested HMV for 10 min.
Inflow tested MMV for 10 min.
Installed 2" weco blind cap on KWV and tested cap to 30/345 bar for 5/10 min.
Pressure tested KWV across tree to 30/345 bar for 5/10 min.
dTimEnd: 2013-10-06T11:45:00+02:00
dTimStart: 2013-10-06T08:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Disconnected the LCP from DHSV and HMV and re-installed permanent control lines.

Well F-1 B handed over to production department at 15:00 hrs.

***Last report on well F-1 B, continued reporting on F-15 C***
dTimEnd: 2013-10-06T12:15:00+02:00
dTimStart: 2013-10-06T11:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: