Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-24T00:00:00+02:00 to 2013-09-25T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-25T00:00:00+02:00
dTimDiaHoleStart: 2013-09-23T22:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 7" completion.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 26
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Ran 7" completion from surface to 1096 meter. 
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-24T10:30:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Changed to 7" handling gear, BX elevators, installed rotator.
Installed 7" casing tong and tested same.
Rigged up cable drums on rigfloor and installed sheave for DHPG.
Prepared completion assembly #1 and #2 on deck.
Installed Vario spider slips and tested same.


dTimEnd: 2013-09-24T02:45:00+02:00
dTimStart: 2013-09-24T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with all involved personnel prior to run completion string.
dTimEnd: 2013-09-24T03:00:00+02:00
dTimStart: 2013-09-24T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up and RIH 7" completion from surface to 59 meter.
Assembly #1 with 7" perforated stem and mule shoe.
Assembly #2 with pre installed EVO plug and auto fill valve.
Assembly #3 with BOT Granite packer.
2 ea. plain 7" tubing joints.
Assembly #4 with DHPG.

Observed 1 rejected joint.
dTimEnd: 2013-09-24T05:30:00+02:00
dTimStart: 2013-09-24T03:00:00+02:00
md: 59
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up and RIH assembly #4 with DHPG. 
Installed 1 ea. plain 7" tubing joint and RIH to 78 meter.
Terminated cable to Down Hole Pressure Gauge.
Function tested DHPG.
dTimEnd: 2013-09-24T07:00:00+02:00
dTimStart: 2013-09-24T05:30:00+02:00
md: 78
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to RIH with completion string.
dTimEnd: 2013-09-24T07:15:00+02:00
dTimStart: 2013-09-24T07:00:00+02:00
md: 78
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Rigged down DHPG test equipment.
dTimEnd: 2013-09-24T07:30:00+02:00
dTimStart: 2013-09-24T07:15:00+02:00
md: 78
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 78 m to 203 m.
Average running speed 3,2 joints/hr.
dTimEnd: 2013-09-24T10:45:00+02:00
dTimStart: 2013-09-24T07:30:00+02:00
md: 203
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Replaced tong die mesh due to poor grip.
Broke out and checked connection, made up same.
dTimEnd: 2013-09-24T11:00:00+02:00
dTimStart: 2013-09-24T10:45:00+02:00
md: 203
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 203 m to 510 m.
Average running speed 6,0 joints/hr.
dTimEnd: 2013-09-24T15:15:00+02:00
dTimStart: 2013-09-24T11:00:00+02:00
md: 510
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Replaced tong die mesh due to poor grip.
Broke out and checked connection, made up same.
dTimEnd: 2013-09-24T15:30:00+02:00
dTimStart: 2013-09-24T15:15:00+02:00
md: 510
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 510 m to 650 m.
Average running speed 5,2 joints/hr.
Observed trouble with HTS.
dTimEnd: 2013-09-24T17:45:00+02:00
dTimStart: 2013-09-24T15:30:00+02:00
md: 650
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Repaired sensor on HTS.
dTimEnd: 2013-09-24T18:00:00+02:00
dTimStart: 2013-09-24T17:45:00+02:00
md: 650
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with 7" tubing from 650 m to 697 m.
Average running speed 4 joints/hr.
dTimEnd: 2013-09-24T19:00:00+02:00
dTimStart: 2013-09-24T18:00:00+02:00
md: 697
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to RIH with completion string.
dTimEnd: 2013-09-24T19:15:00+02:00
dTimStart: 2013-09-24T19:00:00+02:00
md: 697
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 697 m to 1096 m.
Average running speed 7 joints/hr.
dTimEnd: 2013-09-25T00:00:00+02:00
dTimStart: 2013-09-24T19:15:00+02:00
md: 1096
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: