Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-12T00:00:00+01:00 to 2014-02-13T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
daysBehind: 1.2
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-13T00:00:00+01:00
dTimDiaHoleStart: 2014-02-03T20:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: perform cement job.
POOH to above theoretical top and circulate to clean pipe. 
POOH with cement stinger. L/D 2 7/8" tubing to deck.
M/U 8 1/2" clean-out assy. RIH with same. WOC.

hpht: 0
md: 3147
mdCsgLast: 3090.1
mdDiaHoleStart: 3147
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 19
ropCurrent: -999.99
sum24Hr: P/U and RIH with Safe Lock pulling tool. Stopped at 170 m and displaced riser to 1,37 OBM.
Continued RIH to above plug. Established circulation and latched onto plug. Released same. POOH and L/D plug and pulling tool.
P/U and M/U cement stinger Muleshoe. RIH same on 350 m 2 7/8" tubing from deck. Continued RIH on 5 1/2" DP to 2735 m.
tightWell: 0
tvdCsgLast: 2895
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-12T14:00:00+01:00
density: 1.37
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 47
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8.5
Pore pressure:
Survey stations:
Activities:
comments: Installed PS21 slips.
dTimEnd: 2014-02-12T00:15:00+01:00
dTimStart: 2014-02-12T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U Safe Lock retrieving tool and checked same.
dTimEnd: 2014-02-12T00:45:00+01:00
dTimStart: 2014-02-12T00:15:00+01:00
md: 8
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: RIH with Safe Lock retrieving tool on 5 1/2" DP to 170 m.
dTimEnd: 2014-02-12T01:15:00+01:00
dTimStart: 2014-02-12T00:45:00+01:00
md: 170
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Displaced manifolds, U-tube and Kill and Choke lines to 1,37 SG OBM.
dTimEnd: 2014-02-12T01:45:00+01:00
dTimStart: 2014-02-12T01:15:00+01:00
md: 170
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Displaced well from 170 m to 1,37 SG OBM with 2500 LPM/12 bar.
dTimEnd: 2014-02-12T02:15:00+01:00
dTimStart: 2014-02-12T01:45:00+01:00
md: 170
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: RIH with Safe Lock retrieving tool on 5 1/2" DP to from 170 to 605 m.
dTimEnd: 2014-02-12T03:00:00+01:00
dTimStart: 2014-02-12T02:15:00+01:00
md: 605
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Established circulation with 300 LPM / 10 bar.
Recorded up/down weights: 87/84 T. Rotational weight 85 T / 2 kNm.
dTimEnd: 2014-02-12T03:15:00+01:00
dTimStart: 2014-02-12T03:00:00+01:00
md: 605
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT prior to pulling plug with focus on well control.
dTimEnd: 2014-02-12T03:30:00+01:00
dTimStart: 2014-02-12T03:15:00+01:00
md: 605
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Trouble shoot BOP UPS failure alarm.
dTimEnd: 2014-02-12T04:30:00+01:00
dTimStart: 2014-02-12T03:30:00+01:00
md: 605
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Established circulation and RIH to above plug.
Attempted to latch onto plug putting down 15 T - No Go.
dTimEnd: 2014-02-12T05:30:00+01:00
dTimStart: 2014-02-12T04:30:00+01:00
md: 617
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Applied 3 RPM and latched onto plug.
Applied 30 bar pressure on DP before opening plug.
Confirmed latch with 10 T overpull. Waited 10 min for plug element to retract.
dTimEnd: 2014-02-12T06:00:00+01:00
dTimStart: 2014-02-12T05:30:00+01:00
md: 617
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min.
dTimEnd: 2014-02-12T06:15:00+01:00
dTimStart: 2014-02-12T06:00:00+01:00
md: 617
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH from 617 to 8 m with safe Plug on 5 1/2" DP.
Restricted pulling speed of 30 m/min.
dTimEnd: 2014-02-12T08:15:00+01:00
dTimStart: 2014-02-12T06:15:00+01:00
md: 8
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Inspected Safe Lock assy and L/D same.
dTimEnd: 2014-02-12T08:30:00+01:00
dTimStart: 2014-02-12T08:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: M/U cement side entry assy.
dTimEnd: 2014-02-12T08:45:00+01:00
dTimStart: 2014-02-12T08:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Held TBT for rigging up equipment.
dTimEnd: 2014-02-12T09:00:00+01:00
dTimStart: 2014-02-12T08:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Rigged up 2 7/8" tubing handling equipment.
Changed out elevator inserts to 2 7/8".
dTimEnd: 2014-02-12T10:15:00+01:00
dTimStart: 2014-02-12T09:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: TOFS: Prepared SJA and discussed use of manual 2 7/8" slips.
dTimEnd: 2014-02-12T11:45:00+01:00
dTimStart: 2014-02-12T10:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: TOFS: Performed derrick and TDS drop inspection.
dTimEnd: 2014-02-12T12:45:00+01:00
dTimStart: 2014-02-12T11:45:00+01:00
md: 3
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: P/U and M/U Mule shoe. 
P/U one 2 7/8" tubing joint. Attempted various means of stabbing remotely - no go.
dTimEnd: 2014-02-12T13:45:00+01:00
dTimStart: 2014-02-12T12:45:00+01:00
md: 9
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Rigged up tong tailing arm. Function tested same.
dTimEnd: 2014-02-12T14:30:00+01:00
dTimStart: 2014-02-12T13:45:00+01:00
md: 9
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: P/U second and third 2 7/8" tubing joints from deck and fine tuned stabbing arm. RIH to 27 m.
dTimEnd: 2014-02-12T15:00:00+01:00
dTimStart: 2014-02-12T14:30:00+01:00
md: 27
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Held TBT with ongoing crew (short change).
dTimEnd: 2014-02-12T15:15:00+01:00
dTimStart: 2014-02-12T15:00:00+01:00
md: 27
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH with 2 7/8" tubing cement stinger from 27 to 350 m.
dTimEnd: 2014-02-12T18:30:00+01:00
dTimStart: 2014-02-12T15:15:00+01:00
md: 350
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Changed dies in casing tong. Broke down well control assy. M/U XO with casing tong.
dTimEnd: 2014-02-12T18:45:00+01:00
dTimStart: 2014-02-12T18:30:00+01:00
md: 350
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Rigged down casing tong.
dTimEnd: 2014-02-12T19:15:00+01:00
dTimStart: 2014-02-12T18:45:00+01:00
md: 350
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: M/U XO assy from 2 7/8" to 5 1/2" DP.
dTimEnd: 2014-02-12T19:45:00+01:00
dTimStart: 2014-02-12T19:15:00+01:00
md: 350
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed PS21.
dTimEnd: 2014-02-12T20:15:00+01:00
dTimStart: 2014-02-12T19:45:00+01:00
md: 350
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH with cement stinger on 5 1/2" DP from 350 to 1726 m.
Speed restricted due to high wind.
dTimEnd: 2014-02-12T22:00:00+01:00
dTimStart: 2014-02-12T20:15:00+01:00
md: 1726
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Fitted rope around dog house window guard to avoid hoses catching under.
dTimEnd: 2014-02-12T22:15:00+01:00
dTimStart: 2014-02-12T22:00:00+01:00
md: 1726
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH with cement stinger on 5 1/2" DP from 350 to 1726 m.
dTimEnd: 2014-02-13T00:00:00+01:00
dTimStart: 2014-02-12T22:15:00+01:00
md: 2735
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
Lithology and shows: