Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-19T00:00:00+01:00 to 2009-02-20T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-20T00:00:00+01:00
dTimDiaHoleStart: 2009-02-18T23:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 32
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: None
tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued make up well protector, BOP clean out assembly and wear bushing running tool.

dTimEnd: 2009-02-19T01:30:00+01:00
dTimStart: 2009-02-19T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH, jetted WH area/wear bushing. RIH to 20m and engaged wear bushing. Pulled wear bushing to surface and laid out wear bushing and running tool.

dTimEnd: 2009-02-19T02:45:00+01:00
dTimStart: 2009-02-19T01:30:00+01:00
md: 20
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Spaced out jetting sub below BOP. Removed master bushings and outer ring.

dTimEnd: 2009-02-19T03:15:00+01:00
dTimStart: 2009-02-19T02:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned top of diverter and diverter housing.

dTimEnd: 2009-02-19T03:30:00+01:00
dTimStart: 2009-02-19T03:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Jet well head, riser and BOP's with S/W. 3000 lpm, 46bars, 10 rpm.

dTimEnd: 2009-02-19T04:00:00+01:00
dTimStart: 2009-02-19T03:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Re-installed outer ring and master bushing. Function BOP rams and annular.

dTimEnd: 2009-02-19T04:15:00+01:00
dTimStart: 2009-02-19T04:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and started pumping soap pill through stand pipe, choke/kill line and manifold.

dTimEnd: 2009-02-19T06:00:00+01:00
dTimStart: 2009-02-19T04:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: