Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1997-07-16T00:00:00+02:00 to 1997-07-17T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 161.6
operator: Statoil
rigAlias: name: BYFORD DOLPHIN
name: 341331
Status:
dTim: 1997-07-17T00:00:00+02:00
dTimDiaHoleStart: 1997-07-16T15:30:00+02:00
distDrill: -999.99
elevKelly: 25
fixedRig: false
forecast24Hr:  CONT ANCHOR HANDLING
 REMOVE THE HATCH COVER FROM SLOT#3
 REMOVE THE CORROSION CAP AND INSTALL BX RING
 RUN BOP STACK
hpht: 0
md: -999.99
mdCsgLast: 4643
mdPlanned: -999.99
mdPlugTop: 191
reportNo: 1
ropCurrent: -999.99
sum24Hr: MOVED THE RIG FROM 15/5-6S TO LOKE TEMPLATE 15/9
POSITIONED RIG AND LAID OUT ANCHORS
tightWell: 0
waterDepth: 84
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: RIG MOVEMENT TO LOKE TEMPLATE 15/9
dTimEnd: 1997-07-16T23:00:00+02:00
dTimStart: 1997-07-16T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- transit
state: ok
stateDetailActivity: success
comments: ON LOCATION. STARTED ANCHOR HANDLING. DROPPED ANCHOR #3
dTimEnd: 1997-07-17T00:00:00+02:00
dTimStart: 1997-07-16T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- anchor
state: ok
stateDetailActivity: success
Lithology and shows: