Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-12-05T00:00:00+01:00 to 2014-12-06T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: .9
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-12-06T00:00:00+01:00
dTimDiaHoleStart: 2014-11-27T09:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rigging down WL equipment.
hpht: 0
md: -999.99
mdCsgLast: 4087.1
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 9
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Flowed well to stabilize pressure and rate. Decided to R/D WL equipment. Production closed in well. Inflow tested HMV and DHSV. R/D WL equipment.
tightWell: 0
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Flowed well to stabilize pressure and rate. FWHP approx. 75 bar. BHP approx. 258 bar.
Meanwhile: Decided that 7/16" cable cannot be used in well. Prepared 5/16" cable.
dTimEnd: 2014-12-05T06:00:00+01:00
dTimStart: 2014-12-05T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Flowed well to stabilize pressure and rate. FWHP approx. 75 bar. BHP approx. 257 bar.
Meanwhile: PeTek decided not to run PLT. Started to RD WL equipment, spooled cable back to drum. RD WL winch.

dTimEnd: 2014-12-05T10:00:00+01:00
dTimStart: 2014-12-05T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Flowed well to stabilize pressure and rate. FWHP approx. 75 bar. BHP approx. 257 bar.
Meanwhile: Continued RD WL equipment.

dTimEnd: 2014-12-05T13:50:00+01:00
dTimStart: 2014-12-05T10:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Flowed well to stabilize pressure and rate. FWHP approx. 75 bar. BHP approx. 257 bar.
Meanwhile: Waited for crane.
dTimEnd: 2014-12-05T14:45:00+01:00
dTimStart: 2014-12-05T13:50:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Production closed in well. BHP 257 bar and WHP 73 bar.

dTimEnd: 2014-12-05T14:50:00+01:00
dTimStart: 2014-12-05T14:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Closed HMV and inflow tested same. with 80 bar diff. pressure. Continued RD WL equipment.
dTimEnd: 2014-12-05T16:25:00+01:00
dTimStart: 2014-12-05T14:50:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Opened HMV and closed DHSV. Bled pressure over DHSV to 10 bar. Inflow tested DHSV with 80 bar diff. pressure. Pressure increased 0,6 bar on 30 min.
dTimEnd: 2014-12-05T19:25:00+01:00
dTimStart: 2014-12-05T16:25:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Waited for crane.
dTimEnd: 2014-12-05T20:45:00+01:00
dTimStart: 2014-12-05T19:25:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Performed brief prior to lift and break riser, L/D lubricator.
dTimEnd: 2014-12-05T21:00:00+01:00
dTimStart: 2014-12-05T20:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Lift and L/D riser and lubricator.
dTimEnd: 2014-12-06T00:00:00+01:00
dTimStart: 2014-12-05T21:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: