Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2007-10-21T00:00:00+02:00 to 2007-10-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-10-22T00:00:00+02:00
dTimDiaHoleStart: 2007-10-13T05:00:00+02:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 12 1/4" drilling BHA. Drill shoetrack and rathole. Perform FIT to 1,53 EMW. Drill 12 1/4" hole section to 1600 m MD.
hpht: 0
md: 1360
mdCsgLast: 1351.9
mdDiaHoleStart: 260
mdPlanned: -999.99
mdPlugTop: 1338.5
mdStrengthForm: 0
reportNo: 15
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Pressure tested 13 3/8" casing to 190 bar. Pressure tested BOP connector to 345 against test plug in subsea wellhead. Installed diverter and overshot joint. Tested IBOP and standpipe. RIH with 12 1/4" drilling BHA to 600 m MD. Repaired leakage on overshot joint.
tightWell: 0
tvd: 1334
tvdCsgLast: 1326.5
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2007-10-21T16:00:00+02:00
density: 1.34
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 0
pv: 27
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 6.5
Pore pressure:
Survey stations:
Activities:
comments: Landed BOP on riser NT-2 profile. Made up NT-2 connector. Made up tension cylinders to BOP.

Meanwhile :
-Calibrated forward PRS
-Modified BOP overshot joint
-Tested cement/kill manifold 5/10 min 20/345 bar
-Prepared BOP test tool
dTimEnd: 2007-10-21T06:00:00+02:00
dTimStart: 2007-10-21T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Hooked up tension cylinder to BOP.  Closed shear ram an lined up for testing down well from cement unit. Meanwhile finished off testing choke manifold.
dTimEnd: 2007-10-21T07:30:00+02:00
dTimStart: 2007-10-21T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested 13 3/8" casing using seawater to 20/190 bar 5/10 min - ok. Pumped 1 m3 and bled back 1 m3. Opened shear ram.
dTimEnd: 2007-10-21T08:30:00+02:00
dTimStart: 2007-10-21T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with BOP testplug on 5 1/2" HWDP. Landed plug at 139 m MD and set down 4 MT  on plug.
dTimEnd: 2007-10-21T09:45:00+02:00
dTimStart: 2007-10-21T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Closed MPR. Pressure tested BOP connector, riser, wellhead and TBC connector to 20/345 bar 5/10 mins - ok.
dTimEnd: 2007-10-21T10:30:00+02:00
dTimStart: 2007-10-21T09:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Function tested BOP.
dTimEnd: 2007-10-21T11:00:00+02:00
dTimStart: 2007-10-21T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: POOH with Vetco test plug on 5 1/2" HWDP and laid down same.
dTimEnd: 2007-10-21T12:00:00+02:00
dTimStart: 2007-10-21T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to removing diverter.
dTimEnd: 2007-10-21T12:15:00+02:00
dTimStart: 2007-10-21T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed diverter from rotary.
dTimEnd: 2007-10-21T12:45:00+02:00
dTimStart: 2007-10-21T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to installing overshot joint and diverter.
dTimEnd: 2007-10-21T13:00:00+02:00
dTimStart: 2007-10-21T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed overshot and made up to flange on BOP body.
dTimEnd: 2007-10-21T14:30:00+02:00
dTimStart: 2007-10-21T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed diverter in rotary and locked same in place..
dTimEnd: 2007-10-21T15:00:00+02:00
dTimStart: 2007-10-21T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held time out for safety meeting with rig crew.
dTimEnd: 2007-10-21T15:30:00+02:00
dTimStart: 2007-10-21T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued to nipple up overshot. Removed diverter bails. Installed bushings for manual slips.
dTimEnd: 2007-10-21T17:15:00+02:00
dTimStart: 2007-10-21T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to rigging for and testing IBOP and kelly hose.
dTimEnd: 2007-10-21T17:30:00+02:00
dTimStart: 2007-10-21T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Rigged up testing swage with weco and hooked up hose. Tested upper and lower IBOP to 20/345 bar 5/10 min. Broke out swage. Checked dies on AFT PRS. Cleared V-door before picking up BHA.
dTimEnd: 2007-10-21T20:45:00+02:00
dTimStart: 2007-10-21T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to picking up 12 1/4" BHA.
dTimEnd: 2007-10-21T21:00:00+02:00
dTimStart: 2007-10-21T20:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up and RIH with powerdrive, hung off in slips.Made up and run in with powerdrive, powerpulse, NMDC and 8" DC double.
dTimEnd: 2007-10-21T21:30:00+02:00
dTimStart: 2007-10-21T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held time out for safety meeting with rig crew for nigthshift.
dTimEnd: 2007-10-21T22:45:00+02:00
dTimStart: 2007-10-21T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Made up and ran in with powerdrive, powerpulse, ARCm NMDC and pony. Made up 2 x 8" DC double. Observed leakage on flange between overshot and BOP.
dTimEnd: 2007-10-22T00:00:00+02:00
dTimStart: 2007-10-21T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: