Daily Drilling Report
Well: NO 15/9-F-1
Report period: 2013-08-03T00:00:00+02:00 to 2013-08-04T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-28T00:00:00+01:00
dateDrillComplete: 2013-08-20
daysBehind: 3.6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-08-04T00:00:00+02:00
dTimDiaHoleStart: 2013-07-23T02:30:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drill out cement in 20" casing and clean out rat hole.
Displace hole to 1.4 sg oil based mud.
Drill 3 meters of new formation and perform FIT to 1.55 sg.
Drill and orient 17 1/2" hole.
hpht: 0
md: 1355
mdCsgLast: 1348.4
mdDiaHoleStart: 226
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 18
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Nippled up BOP.
Installed slick joint and diverter.
Pressure tested BOP and riser to 345 bar for 10 minutes.
Set bore protector in wellhead.
Picked up and made up 17 1/2" bottom hole assembly to 50m.
tightWell: 0
tvd: 1343
tvdCsgLast: 1336.4
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 139.1
Drilling fluid:
dTim: 2013-08-03T20:00:00+02:00
density: 1.4
locationSample: Flowline
md: 1436
mudClass: oil based
presBopRating: 345
pv: 29
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 9
dTim: 2013-08-03T22:00:00+02:00
density: 1.4
locationSample: Reserve pit
md: -999.99
mudClass: oil based
presBopRating: 345
pv: 33
type: Enviromul Yellow
visFunnel: -999.99
yp: 9
dTim: 2013-08-03T16:00:00+02:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 345
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2013-08-04T00:00:00+02:00
equivalentMudWeight: .98
md: 1355
readingKind: estimated
Survey stations:
Activities:
comments: Performed prejob meeting prior to nippling up BOP.
dTimEnd: 2013-08-03T00:15:00+02:00
dTimStart: 2013-08-03T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Moved BOP to well centre.
dTimEnd: 2013-08-03T00:45:00+02:00
dTimStart: 2013-08-03T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Nippled up BOP. 

Meanwhile: Pressure tested hoses and IBOPs.
dTimEnd: 2013-08-03T05:00:00+02:00
dTimStart: 2013-08-03T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to rigging up slick joint and diverter.
dTimEnd: 2013-08-03T05:15:00+02:00
dTimStart: 2013-08-03T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up slick joint. Attempted to lower diverter on to slick joint - no go. Found skid position not aligned.
dTimEnd: 2013-08-03T09:15:00+02:00
dTimStart: 2013-08-03T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Checked and adjusted pressure on tension cylinders and attempted to move slick joint under diverter - no go. Slacked off BOP on BOP craddle to fit BOP and slick joint below diverter - no go.
dTimEnd: 2013-08-03T10:15:00+02:00
dTimStart: 2013-08-03T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared cantilever and deck equipment for skidding. Removed staires and bridge.
dTimEnd: 2013-08-03T10:45:00+02:00
dTimStart: 2013-08-03T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to perform skidding operation.
dTimEnd: 2013-08-03T11:00:00+02:00
dTimStart: 2013-08-03T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Skidded cantilever 20cm starboard. Verified alignment.
dTimEnd: 2013-08-03T11:30:00+02:00
dTimStart: 2013-08-03T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered diverter on to slick joint. Not able to land correctly.
dTimEnd: 2013-08-03T12:15:00+02:00
dTimStart: 2013-08-03T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Pulled out diverter and checked same. Observed damage to alignment key on diverter. Removed alignment key and filed same to proper condition. Installed alignment key on diverter.
dTimEnd: 2013-08-03T14:15:00+02:00
dTimStart: 2013-08-03T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Landed off diverter. Installed hoses and activated diverter packer and overshot packer.
dTimEnd: 2013-08-03T15:00:00+02:00
dTimStart: 2013-08-03T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Filled up riser and BOP with seawater and verified no leaks.
dTimEnd: 2013-08-03T15:30:00+02:00
dTimStart: 2013-08-03T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged down diverter running slips and shackles. Installed auto slips and rotating arm.
dTimEnd: 2013-08-03T16:15:00+02:00
dTimStart: 2013-08-03T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up BOP test tool. Ran in hole to 139m and landed off in wellhead.
dTimEnd: 2013-08-03T17:15:00+02:00
dTimStart: 2013-08-03T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up to pressure test from cement unit. Closed upper pipe ram.
dTimEnd: 2013-08-03T17:30:00+02:00
dTimStart: 2013-08-03T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested BOP and riser to 345 bar for 10 minutes - ok. Pumped 389 liters, bled back 386 liters.
dTimEnd: 2013-08-03T18:00:00+02:00
dTimStart: 2013-08-03T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled out of hole with BOP test tool and laid down same to cantilever.
dTimEnd: 2013-08-03T19:00:00+02:00
dTimStart: 2013-08-03T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to pick up and make up bore protector running tool.
dTimEnd: 2013-08-03T19:15:00+02:00
dTimStart: 2013-08-03T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up bore protector running tool. Ran in hole with bore protector running tool on 5 1/2" drill pipe and set bore protector in wellhead by applying 5MT weight.
dTimEnd: 2013-08-03T20:15:00+02:00
dTimStart: 2013-08-03T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Released bore protector running tool by rotating one turn clockwise. Pulled out of hole with bore protector running tool on 5 1/2" drill pipe. Laid bore protector running tool out to deck.
dTimEnd: 2013-08-03T21:15:00+02:00
dTimStart: 2013-08-03T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned and tidied rig floor.
dTimEnd: 2013-08-03T21:30:00+02:00
dTimStart: 2013-08-03T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to pick up and make up 17 1/2" bottom hole assembly.
dTimEnd: 2013-08-03T21:45:00+02:00
dTimStart: 2013-08-03T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Picked up and made up 17 1/2" bottom hole assembly to 50m.
dTimEnd: 2013-08-04T00:00:00+02:00
dTimStart: 2013-08-03T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: