Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-18T00:00:00+02:00 to 2013-10-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 3.6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-19T00:00:00+02:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Waiting on weather to pull production riser.
hpht: 0
md: 3049
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 60
ropCurrent: -999.99
sum24Hr: Held Statoil TOFS w/ drilling crew #3.
Retrieved MS-T seal from surface wellhead.
RIH w/ Drilquip adjustable sub setting tool and released tension from 10 3/4" tieback string, observed string backed off.
Troubleshot stuck adjustable sub tool. Decided to pull complete surface tieback string w/ Drilquip tool.
L/O surface hanger w/ tool and DP single. POOH and L/O 10 3/4" tieback string. 
R/D casing handling equipment and cleared rig floor.
Waited on weather, meanwhile performed general rig maintenance.
Performed Statoil TOFS with deck crew #3 and third party personnel.
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-18T21:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
dTim: 2013-10-18T10:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: Held Statoil TOFS with drilling crew #3.
dTimEnd: 2013-10-18T01:15:00+02:00
dTimStart: 2013-10-18T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U Vetco MS-T retrieval tool and M/U same as per Vetco instructions. Tested tool on surface. Installed hoses and Vetco pump.
dTimEnd: 2013-10-18T02:00:00+02:00
dTimStart: 2013-10-18T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with retrieval tool and landed off at 20,4 m. Set down 2 t.
dTimEnd: 2013-10-18T02:15:00+02:00
dTimStart: 2013-10-18T02:00:00+02:00
md: 21
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Engaged retrieval tool w/ LH turns.
Locked same into riser using Vetco pump.
dTimEnd: 2013-10-18T03:00:00+02:00
dTimStart: 2013-10-18T02:15:00+02:00
md: 21
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pressured up tool to release MS-T seal. Attempted several times to release seal, max. 62 t overpull. Unable to pull free.
Verified dogs released. 
Disengaged tool and pulled to surface. Checked tool and ran back in.
Vetco verified max. pull on tool.
Engaged tool and increased overpull in increments to 75 t. Pulled free MS-T seal.

dTimEnd: 2013-10-18T05:15:00+02:00
dTimStart: 2013-10-18T03:00:00+02:00
md: 21
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ MS-T retrieval tool, L/D same.
R/D Vetco equipment.
dTimEnd: 2013-10-18T06:15:00+02:00
dTimStart: 2013-10-18T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rigged up lines on multibowl to drain riser.
P/U stand from derrick and M/U connections to max. torque.
P/U Drilquip adjustable sub setting tool from deck.
dTimEnd: 2013-10-18T07:00:00+02:00
dTimStart: 2013-10-18T06:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT for running adjustable sub tool and releasing tension from surface tieback.
dTimEnd: 2013-10-18T07:15:00+02:00
dTimStart: 2013-10-18T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U Drilquip tool and x-over. RIH to 14 m. M/U TDS.
dTimEnd: 2013-10-18T07:45:00+02:00
dTimStart: 2013-10-18T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Latched tool into adjustable sub as per DQ instructions.
dTimEnd: 2013-10-18T08:15:00+02:00
dTimStart: 2013-10-18T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Drained riser.
dTimEnd: 2013-10-18T08:30:00+02:00
dTimStart: 2013-10-18T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rotated string left hand and removed tension from tieback string as per DQ instructions. Max. torque 23,7 kNm.
dTimEnd: 2013-10-18T09:00:00+02:00
dTimStart: 2013-10-18T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Observed tieback string had backed off.
dTimEnd: 2013-10-18T09:30:00+02:00
dTimStart: 2013-10-18T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attempted to release adjustable sub tool several times. No success.
dTimEnd: 2013-10-18T10:30:00+02:00
dTimStart: 2013-10-18T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Pressured up string to 140 bar to work tool pistons. M/U tieback string w/ 5 right hand turns. Attempted to release DQ tool w/o success.
dTimEnd: 2013-10-18T11:15:00+02:00
dTimStart: 2013-10-18T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Held TBT for laying out tieback hanger w/DP and Drillquip tool.
dTimEnd: 2013-10-18T11:30:00+02:00
dTimStart: 2013-10-18T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Released 10 3/4" surface tieback w/ 5 left hand turns. Pulled hanger to surface.
Removed bushings and installed PS 30 slips.
dTimEnd: 2013-10-18T12:30:00+02:00
dTimStart: 2013-10-18T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Attempted to release DQ tool on surface w/o success.
dTimEnd: 2013-10-18T13:30:00+02:00
dTimStart: 2013-10-18T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: R/U handling equipment for 10 3/4" casing.
dTimEnd: 2013-10-18T14:30:00+02:00
dTimStart: 2013-10-18T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: L/O surface hanger, Drilquip tool and single of 5 1/2" DP.
dTimEnd: 2013-10-18T15:00:00+02:00
dTimStart: 2013-10-18T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH with 10 3/4  60,7ppf 13Cr80 VAM Top casing from 110 m to surface. L/O joints to deck.
dTimEnd: 2013-10-18T17:00:00+02:00
dTimStart: 2013-10-18T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: R/D handling equipment for 10 3/4" casing and cleared rig floor.
dTimEnd: 2013-10-18T19:00:00+02:00
dTimStart: 2013-10-18T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile performed general rig maintenance:
Assisted hydraulic mechanic on derrick work basket
Removed equipment from moonpool.
Maintenance and preparation for changing wires on fwd and aft PRS.

Held Statoil TOFS with deck crew #3 and third party personnel.
dTimEnd: 2013-10-19T00:00:00+02:00
dTimStart: 2013-10-18T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: