Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-08T00:00:00+02:00 to 2013-09-09T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-09T00:00:00+02:00
dTimDiaHoleStart: 2013-09-07T10:15:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pull out of hole and lay down liner hanger running tool.
Perform jetting run of BOP and riser.
Perform 7" liner cleanout run.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 10
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Picked  up and made up 7" liner hanger assembly.
Ran in hole with 7" liner from 474m MD to 3463.5m MD.
Set and cemented liner hanger.
Pressure tested liner to 340 bar for 10 minutes.
Set liner packer.
Pressure tested liner packer to 340 bar for 10 minutes.
Released liner hanger running tool and circulated out excess cement.
tightWell: 0
tvd: 3259
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-08T13:00:00+02:00
density: 1.32
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 37
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
dTim: 2013-09-08T20:00:00+02:00
density: 1.32
locationSample: Flowline
md: 3465
mudClass: oil based
presBopRating: 345
pv: 37
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
Pore pressure:
Survey stations:
Activities:
comments: Continued making up 7" liner hanger assembly.
dTimEnd: 2013-09-08T01:45:00+02:00
dTimStart: 2013-09-08T00:00:00+02:00
md: 474
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran in hole with 7" liner on 5 1/2" heavy weight drill pipe from 474m MD to 688m MD.


Average trip speed: 285 m/hr.
dTimEnd: 2013-09-08T02:30:00+02:00
dTimStart: 2013-09-08T01:45:00+02:00
md: 688
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Filled pipe.
dTimEnd: 2013-09-08T02:45:00+02:00
dTimStart: 2013-09-08T02:30:00+02:00
md: 688
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Ran in hole with 7" liner on 5 1/2" drill pipe from 688m MD to 3090m MD.

Average trip speed: 356 m/hr.

Filled running string every 5th stand.
dTimEnd: 2013-09-08T09:30:00+02:00
dTimStart: 2013-09-08T02:45:00+02:00
md: 3090.1
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Made up top drive and circulated one liner volume with 800 lpm and 42 bar. Performed up/down weight measurements.
dTimEnd: 2013-09-08T10:00:00+02:00
dTimStart: 2013-09-08T09:30:00+02:00
md: 3090.1
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran in hole with 7" liner on 5 1/2" bottom hole assembly from 3090m MD to 3435m MD.

Average trip speed: 230 m/hr.

Filled running string every 5th stand.
dTimEnd: 2013-09-08T11:45:00+02:00
dTimStart: 2013-09-08T10:00:00+02:00
md: 3435
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Established circulation with 400 lpm and 32 bar. Washed down last stand from 3435m MD to 3465m MD. Tagged bottom at 3465 with 5MT. Laid out one single 5 1/2" drill pipe.

dTimEnd: 2013-09-08T12:15:00+02:00
dTimStart: 2013-09-08T11:45:00+02:00
md: 3465
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to pick up and make up cement head.
dTimEnd: 2013-09-08T12:30:00+02:00
dTimStart: 2013-09-08T12:15:00+02:00
md: 3465
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up and made up one 3m pup and cement head.
dTimEnd: 2013-09-08T13:30:00+02:00
dTimStart: 2013-09-08T12:30:00+02:00
md: 3465
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Established circulation with 1200 lpm and 86 bar. Washed in hole with 7" liner on 5 1/2" drill pipe and cement stand and tagged TD at 3465m MD. Pulled up 1.5m to setting depth. Circulated 2 x open hole volume.
dTimEnd: 2013-09-08T14:30:00+02:00
dTimStart: 2013-09-08T13:30:00+02:00
md: 3465
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Established rotation with 20 rpm and circulated bottoms up with 1200 lpm and 87 bar.

Meanwhile: Performed prejob meeting prior to set liner hanger and cement job.
dTimEnd: 2013-09-08T16:00:00+02:00
dTimStart: 2013-09-08T14:30:00+02:00
md: 3465
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Stopped rotation and flow. Dropped ball and chased same with 500 lpm and 34 bar. Observed landing by pressure increase. Pressured up to 170 bar to set liner hanger. Confirmed liner set by slacking off 30MT.
dTimEnd: 2013-09-08T17:15:00+02:00
dTimStart: 2013-09-08T16:00:00+02:00
md: 3465
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Applied 10MT weight on liner hanger. Released liner hanger running tool by rotating clockwise. Confirmed liner hanger running tool released by torque indications.
dTimEnd: 2013-09-08T17:30:00+02:00
dTimStart: 2013-09-08T17:15:00+02:00
md: 3465
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pumped 10m3 1.32 sg oil based mud at 1500 lpm and 115 bar.
Lined up and pumped 15m3 1.38 sg spacer with rig pumps. Closed IBOP and applied 30 bar pressure.

dTimEnd: 2013-09-08T18:00:00+02:00
dTimStart: 2013-09-08T17:30:00+02:00
md: 3465
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Mixed and pumped 11.2m3 1.90 sg cement slurry. Displaced cement line to drill floor with drill water.
dTimEnd: 2013-09-08T18:45:00+02:00
dTimStart: 2013-09-08T18:00:00+02:00
md: 3465
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Lined up to mud pumps down string. Displaced cement with 41m3 1.32 sg oil based mud. Bumped the plug with 95.3% effeciency at 100 bar final circulating pressure. Pressured up to 170 bar.
dTimEnd: 2013-09-08T19:30:00+02:00
dTimStart: 2013-09-08T18:45:00+02:00
md: 3465
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Lined up to pump down string with cement unit and closed IBOP. Pressured up to 170 bar to equalize lo-torque. Pressure tested liner to 340 bar for 10 minutes. Observed pressure increase from 340 bar to 345 bar in 10 minutes. Bled off pressure to 5 bar and observed for pressure build up. Pumped a total of 290 liters, bled 300 liters back. 

Observed pressure build up from 5 bar to 10 bar in 10 minutes - ok. Disconnected lo-torque valve and observed for back flow - no back flow.
dTimEnd: 2013-09-08T20:15:00+02:00
dTimStart: 2013-09-08T19:30:00+02:00
md: 3465
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pulled up 4.5m to activate packer actorators. Ran in hole to apply weight to set packer. Attempted to apply 40MT weight to set packer. Observed shear at 14MT and 24MT weight. No additional weight increase was oberved. Pulled back to re-activate actorators. Attempted to apply 40MT weight to packer - no go. Pulled back and rotated string at 20 rpm. Ran in hole to set packer with 40MT - ok. Held 40MT on packer in 5 minutes. Slacked off weight.
dTimEnd: 2013-09-08T21:00:00+02:00
dTimStart: 2013-09-08T20:15:00+02:00
md: 3465
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Closed upper pipe ram and lined up to pump with cement unit down annulus. Pressure tested packer to 340 for 10 minutes - ok. Pumped a total of 1780 liters, bled back same.
dTimEnd: 2013-09-08T21:45:00+02:00
dTimStart: 2013-09-08T21:00:00+02:00
md: 3465
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Opened upper pipe ram. Applied 30 bar on string and pulled out of hole 5m to release hanger - no pressure release observed. Pulled additional 2 meters - no pressure release observed. Bled off pressure and functioned IBOP close and open and applied 30 bar to string - observed running tool free from PBR.
dTimEnd: 2013-09-08T22:30:00+02:00
dTimStart: 2013-09-08T21:45:00+02:00
md: 3465
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Increased flow to 2000 lpm and 128 bar. Ran in hole 2 meters to top of PBR. Circulated out excess cement at 2000 lpm and 128 bar.
dTimEnd: 2013-09-09T00:00:00+02:00
dTimStart: 2013-09-08T22:30:00+02:00
md: 3465
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: