Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-05-14T00:00:00+02:00 to 2009-05-15T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-05-15T00:00:00+02:00
dTimDiaHoleStart: 2009-05-06T15:30:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 9 5/8" liner on 5 1/2" DP to setting depth at 3440 m. Set liner hanger and cement 9 5/8" liner. Set and test liner packer. Circulate out excess cement. POOH with liner hanger running tool.

Target for tomorrow at 06:00 hrs: Start POOH with liner running tool.

hpht: 0
md: 3442
mdCsgLast: 3441
mdDiaHoleStart: 2619
mdPlanned: -999.99
mdStrengthForm: 2619
presTestType: formation integrity test
reportNo: 39
ropCurrent: -999.99
strengthForm: 1.4
sum24Hr: POOH and L/D 12 1/4" BHA from 178 m to surface. RU and RIH with 9 5/8" liner from surface to 940 m. RIH with 9 5/8" liner on 5 1/2" DP from 940 m to 1867 m.

tightWell: 0
tvd: 2653.7
tvdCsgLast: 2654
tvdStrengthForm: 2296
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-05-14T04:00:00+02:00
density: 1.3
locationSample: Active pit
md: 3442
mudClass: oil based
presBopRating: 690
pv: 24
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11
dTim: 2009-05-14T14:00:00+02:00
density: 1.3
locationSample: Active pit
md: 3442
mudClass: oil based
presBopRating: 690
pv: 24
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11
dTim: 2009-05-14T22:30:00+02:00
density: 1.3
locationSample: Active pit
md: 3442
mudClass: oil based
presBopRating: 690
pv: 24
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11
Pore pressure:
Survey stations:
Activities:
comments: Pumped and chased 5 m3 1,6 sg slug.
dTimEnd: 2009-05-14T00:15:00+02:00
dTimStart: 2009-05-14T00:00:00+02:00
md: 2598
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Monitored well on trip tank while repairing ESD system on rig. Initial losses 100 l/hr.
dTimEnd: 2009-05-14T01:45:00+02:00
dTimStart: 2009-05-14T00:15:00+02:00
md: 2598
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Serviced PRS and TDS.
dTimEnd: 2009-05-14T02:30:00+02:00
dTimStart: 2009-05-14T01:45:00+02:00
md: 2598
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 12 1/4" BHA on 5 1/2" DP from 2598 m to 178 m.
dTimEnd: 2009-05-14T05:00:00+02:00
dTimStart: 2009-05-14T02:30:00+02:00
md: 178
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flowchecked well on triptank prior to POOH with BHA, had initial losses 200 l/hr. Meanwhile removed PS-21 slips and installed master bushing. Rearranged pipe in derrick.
dTimEnd: 2009-05-14T06:00:00+02:00
dTimStart: 2009-05-14T05:00:00+02:00
md: 178
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: When rearranged drill collar stand in derrick, drill collar stand went stuck in the fingerboard. Troubleshot on same and sorted out the problem. Removed the stand.
dTimEnd: 2009-05-14T08:45:00+02:00
dTimStart: 2009-05-14T06:00:00+02:00
md: 178
phase: fixed
proprietaryCode: interruption -- rig up/down
state: ok
stateDetailActivity: equipment failure
comments: TBT prior to POOH with BHA with focus on manual handling, working in red zones and hand injuries.
dTimEnd: 2009-05-14T09:00:00+02:00
dTimStart: 2009-05-14T08:45:00+02:00
md: 178
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 12 1/4" BHA from 178 m to surface. Racked HWDP and DC in derrick. Laid out remaining BHA components.
dTimEnd: 2009-05-14T12:45:00+02:00
dTimStart: 2009-05-14T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Inspected TDS for loose items, cleaned and cleared rig floor.
dTimEnd: 2009-05-14T13:00:00+02:00
dTimStart: 2009-05-14T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: TBT prior to R/U for running 9 5/8" liner with focus on heavy lifts, pinch points and hand injuries.
dTimEnd: 2009-05-14T13:15:00+02:00
dTimStart: 2009-05-14T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/U to run 9 5/8" liner. Meanwhile pressure tested CRI hose to 200 bar/ 10 min.
dTimEnd: 2009-05-14T15:00:00+02:00
dTimStart: 2009-05-14T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: TBT prior to run 9 5/8" liner with focus on falling objects, barriers, red zones and M/U torque.
dTimEnd: 2009-05-14T15:15:00+02:00
dTimStart: 2009-05-14T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" liner from surface to 923 m. Floats tested in shoe joint. Filled every stand. Checked PRS and slip dies every 10 stands. Running speed: 142 m/ hr.
dTimEnd: 2009-05-14T21:45:00+02:00
dTimStart: 2009-05-14T15:15:00+02:00
md: 911
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Hold tool box meeting with crew prior to P/U hanger.
dTimEnd: 2009-05-14T22:00:00+02:00
dTimStart: 2009-05-14T21:45:00+02:00
md: 911
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Removed auto slips and installed master bushing.
dTimEnd: 2009-05-14T22:15:00+02:00
dTimStart: 2009-05-14T22:00:00+02:00
md: 911
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" liner from 911 m to 923 m. Changed BX elevator to 6 5/8" elevators.
dTimEnd: 2009-05-14T23:00:00+02:00
dTimStart: 2009-05-14T22:15:00+02:00
md: 923
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U 9 5/8" hanger assy. Run MX ball seat assy into 9 5/8" liner. Land off on C plate. M/U MX assy to running tool.
dTimEnd: 2009-05-15T00:00:00+02:00
dTimStart: 2009-05-14T23:00:00+02:00
md: 923
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: