Daily Drilling Report
Well: NO 15/9-F-15 B
Report period: 2009-01-15T00:00:00+01:00 to 2009-01-16T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-13T12:15:00+01:00
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-01-16T00:00:00+01:00
dTimDiaHoleStart: 2009-01-15T07:45:00+01:00
distDrill: 0
elevKelly: 54
fixedRig: false
forecast24Hr: Clean string. Pump viscous spacer. Set CST and cement plug #2. Await further instructions from town.
hpht: 0
md: 3497
mdCsgLast: 2560.9
mdDiaHoleStart: 3497
mdPlanned: -999.99
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Laid out 8 1/2" drilling BHA. RIH with 3 1/2" x 5" x 5 1/2" string for P&A cementing. Washed down from 13 3/8" shoe to TD when tripping in. Tagged TD at 3498 m MD. Circulated and condtioned mud. Pumped spacer and cement and displaced same with OBM. POOH with 5 stands dry to 3280 m MD. POOH to 3196 m MD.
tightWell: 0
tvd: 3016
tvdCsgLast: 2415.3
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2009-01-15T22:00:00+01:00
density: 1.35
locationSample: Active pit
md: 3497
mudClass: oil based
presBopRating: 690
pv: 31
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8.5
dTim: 2009-01-15T10:00:00+01:00
density: 1.36
locationSample: Reserve pit
md: 3497
mudClass: oil based
presBopRating: 690
pv: 27
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 9
Pore pressure:
Survey stations:
Activities:
comments: Continued POOH with 8½" BHA from 2210m to 1197m. Pulling speed 810 m/hours.

dTimEnd: 2009-01-15T01:30:00+01:00
dTimStart: 2009-01-15T00:00:00+01:00
md: 1197
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Changed over to 5" handling equipment.

dTimEnd: 2009-01-15T01:45:00+01:00
dTimStart: 2009-01-15T01:30:00+01:00
md: 1197
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Continued POOH with 8½" BHA on 5" DP from 1197m to 139m. Pulling speed 846 m/hours.

dTimEnd: 2009-01-15T03:00:00+01:00
dTimStart: 2009-01-15T01:45:00+01:00
md: 139
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Flow checked well - well static. Simultaneously held tool box talk prior to pull out and lay out 8½ BHA.

dTimEnd: 2009-01-15T03:15:00+01:00
dTimStart: 2009-01-15T03:00:00+01:00
md: 139
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pulled out and laid out 8½" BHA. Laid out BHA.

dTimEnd: 2009-01-15T06:00:00+01:00
dTimStart: 2009-01-15T03:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Broke and laid out 8 1/2" drilling BHA.
dTimEnd: 2009-01-15T07:00:00+01:00
dTimStart: 2009-01-15T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held toolbox talk / handover meeting.
dTimEnd: 2009-01-15T07:15:00+01:00
dTimStart: 2009-01-15T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Removed excess equipment and BHA from drillfloor. Cleaned and tidied drillfloor.
dTimEnd: 2009-01-15T07:45:00+01:00
dTimStart: 2009-01-15T07:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Prepared fro picking up 3 1/2" DP. Changed dies in IR. Inserted auto slips. Installed rollers and function tested HTS.
dTimEnd: 2009-01-15T08:45:00+01:00
dTimStart: 2009-01-15T07:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with 3 1/2" DP singles from surface to 231 m MD.
dTimEnd: 2009-01-15T11:15:00+01:00
dTimStart: 2009-01-15T08:45:00+01:00
md: 231
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Suspended tripping temporarily for conducting weather critical lifts to cantilever. Lifted 12 1/4" drilling BHA from main deck to cantilever.
dTimEnd: 2009-01-15T12:00:00+01:00
dTimStart: 2009-01-15T11:15:00+01:00
md: 231
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with 3 1/2" DP singles from 231 m to 300 m MD.
dTimEnd: 2009-01-15T12:30:00+01:00
dTimStart: 2009-01-15T12:00:00+01:00
md: 300
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Changed from 3 1/2" to 5" handling gear.
dTimEnd: 2009-01-15T13:00:00+01:00
dTimStart: 2009-01-15T12:30:00+01:00
md: 300
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with 5" DP from 300 m to 1033 m MD. Reduced trippping speed due to winds in excess of 50 knots. Tripping speed 590 m/hrs.
dTimEnd: 2009-01-15T14:15:00+01:00
dTimStart: 2009-01-15T13:00:00+01:00
md: 1033
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Changed from 5" to 5 1/2" handling gear.
dTimEnd: 2009-01-15T14:45:00+01:00
dTimStart: 2009-01-15T14:15:00+01:00
md: 1033
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with 5 1/2" DP from 1033 m to 13 3/8" shoe depth at 2562 m MD. Tripping speed 680 m/hrs.
dTimEnd: 2009-01-15T17:00:00+01:00
dTimStart: 2009-01-15T14:45:00+01:00
md: 2562
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Made up TDS. RIH with 5 1/2" DP from 2562 m to 3332 m MD while washing down at 1500 lpm on each stand. Observed occasional hang-ups and plugging tendencies and adjusted tripping speed accordingly. Tripping/washing speed 110 m/hrs.
dTimEnd: 2009-01-16T00:00:00+01:00
dTimStart: 2009-01-15T17:00:00+01:00
md: 3332
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
Lithology and shows: