Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-11-12T00:00:00+01:00 to 2008-11-13T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
daysBehind: 2.2
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-11-13T00:00:00+01:00
dTimDiaHoleStart: 2008-09-20T04:00:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 2536
mdCsgLast: 2534
mdDiaHoleStart: 1381
mdPlanned: -999.99
mdStrengthForm: 1381
presTestType: formation integrity test
reportNo: 39
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: None
tightWell: 0
tvd: 2350
tvdCsgLast: 2348.8
tvdStrengthForm: 1349
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to repair earth connections on aft PRS using riding belt.
dTimEnd: 2008-11-12T02:15:00+01:00
dTimStart: 2008-11-12T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Greased aft PRS.
dTimEnd: 2008-11-12T03:00:00+01:00
dTimStart: 2008-11-12T02:15:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Held tool box talk for calibration /ZMS test of aft PRS. Meanwhile de-isolated PRS/DW/TDS. Calibrated blocks and draw work.

dTimEnd: 2008-11-12T03:45:00+01:00
dTimStart: 2008-11-12T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Ran ZMS checks on aft PRS / TDS / aft iron roughneck / fwd PRS / HTS / PDM.
dTimEnd: 2008-11-12T06:00:00+01:00
dTimStart: 2008-11-12T03:45:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Ran ZMS checks on aft PRS / TDS / aft iron roughneck / fwd PRS / HTS / PDM. Modified, installed and adjusted bumper bar on aft PRS.
dTimEnd: 2008-11-12T09:15:00+01:00
dTimStart: 2008-11-12T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to handling BHA. LO 12 1/4" BHA from derrick to deck. Cleaned and tidied rig floor.
dTimEnd: 2008-11-12T12:45:00+01:00
dTimStart: 2008-11-12T09:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to PU 8 1/2" BHA. PU and MU 8 1/2" BHA from surface to 68 m. Installed radioactive source. PU and MU 8 1/2" BHA from 68 m to 165 m.
dTimEnd: 2008-11-12T19:15:00+01:00
dTimStart: 2008-11-12T12:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Changed to PS21 and cleared rig floor.
dTimEnd: 2008-11-12T20:00:00+01:00
dTimStart: 2008-11-12T19:15:00+01:00
md: 165
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" BHA from 165 m to 458 m on 5" DP in singles. Experienced problems with fingerboard (slow respons on finger opening function).
dTimEnd: 2008-11-12T22:30:00+01:00
dTimStart: 2008-11-12T20:00:00+01:00
md: 458
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" BHA from 458 m to 581 m on 5" DP. Had problems with elevator locking mechanism.
dTimEnd: 2008-11-12T23:45:00+01:00
dTimStart: 2008-11-12T22:30:00+01:00
md: 581
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Broke circulation and filled pipe. Tested Schlumberger MWD tools.
dTimEnd: 2008-11-13T00:00:00+01:00
dTimStart: 2008-11-12T23:45:00+01:00
md: 581
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: