Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2016-04-19T00:00:00+02:00 to 2016-04-20T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-04-20T00:00:00+02:00
dTimDiaHoleStart: 2016-04-18T06:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: R/D WL equipment. Handover well to production.
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Perforated two new intervals in well.
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Purged Lubricator with N2.
dTimEnd: 2016-04-19T00:45:00+02:00
dTimStart: 2016-04-19T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to L/D BHA #1.
dTimEnd: 2016-04-19T00:50:00+02:00
dTimStart: 2016-04-19T00:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Broke lubricator and L/D BHA #1 on deck. Checked and verified setting tool OK.
dTimEnd: 2016-04-19T01:30:00+02:00
dTimStart: 2016-04-19T00:50:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Schlumberger tested cable head.
dTimEnd: 2016-04-19T02:00:00+02:00
dTimStart: 2016-04-19T01:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to M/U BHA #2 (Perforation guns)
dTimEnd: 2016-04-19T02:10:00+02:00
dTimStart: 2016-04-19T02:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Lifted BHA up to drill deck using rig crane.
dTimEnd: 2016-04-19T02:50:00+02:00
dTimStart: 2016-04-19T02:10:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: M/U BHA for run #2 (Perforation guns). Leak tested QTS to 20/160 bar 5/10 min.
dTimEnd: 2016-04-19T04:25:00+02:00
dTimStart: 2016-04-19T02:50:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Opened SV and HMV. WHP = 0 bar.
dTimEnd: 2016-04-19T04:30:00+02:00
dTimStart: 2016-04-19T04:25:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ run #2 (Perforation guns), 4 1/2" OD guns to 600 m.
dTimEnd: 2016-04-19T04:55:00+02:00
dTimStart: 2016-04-19T04:30:00+02:00
md: 600
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Schlumberger powered up and checked tools at 600 m
dTimEnd: 2016-04-19T05:05:00+02:00
dTimStart: 2016-04-19T04:55:00+02:00
md: 600
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Continued to RIH with BHA #2 from 600 m to 3550 m. 
Took PUW every 500 m

Depth (m)           PUW(lbs)
500                     2250
1000                   2850
1500                   3540
2000                   4050
2500                   4800
3000                   5400
3500                   6100


Actual friction factor: 0,18
dTimEnd: 2016-04-19T06:15:00+02:00
dTimStart: 2016-04-19T05:05:00+02:00
md: 3550
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed 4 correlation passes interval 3460 m to 3550 m.
dTimEnd: 2016-04-19T06:50:00+02:00
dTimStart: 2016-04-19T06:15:00+02:00
md: 3550
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: P/U and placed bottom shot at 3510 m and top shot at 3501 m. Bled off WHP to 3 bar, took some time to bleed off.
dTimEnd: 2016-04-19T07:30:00+02:00
dTimStart: 2016-04-19T06:50:00+02:00
md: 3510
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Perforated well interval 3501-3510 m. Lost 170 lbs on tension. 
WHP before/after 3/12,2 bar , A-Annulus before/after 12,8/12,8 bar, B-annulus before after 7,2/7,2 bar
dTimEnd: 2016-04-19T07:35:00+02:00
dTimStart: 2016-04-19T07:30:00+02:00
md: 3510
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Logged CCL up from shooting depth to 3460m.
dTimEnd: 2016-04-19T07:45:00+02:00
dTimStart: 2016-04-19T07:35:00+02:00
md: 3460
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Continued POOH to surface. WHP = 11,9 bar.
dTimEnd: 2016-04-19T09:55:00+02:00
dTimStart: 2016-04-19T07:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Closed HMV and SV. Inflow tested SV by pressuring up XMT to 200 bar.
dTimEnd: 2016-04-19T10:25:00+02:00
dTimStart: 2016-04-19T09:55:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Purged lubricator with N2.
dTimEnd: 2016-04-19T11:05:00+02:00
dTimStart: 2016-04-19T10:25:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to L/D perforation BHA.
dTimEnd: 2016-04-19T11:20:00+02:00
dTimStart: 2016-04-19T11:05:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Broke lubricator. L/D BHA on deck. Confirmed all shots fired.
dTimEnd: 2016-04-19T12:30:00+02:00
dTimStart: 2016-04-19T11:20:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Schlumberger tested tools for next run with BHA #3 (Perforation guns).
dTimEnd: 2016-04-19T14:40:00+02:00
dTimStart: 2016-04-19T12:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to R/U BHA #3 (Perforation guns)
dTimEnd: 2016-04-19T14:50:00+02:00
dTimStart: 2016-04-19T14:40:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: M/U BHA for run #3 (Perforation guns). Stabbed lubricator and leak tested QTS to 20/160 bar 5/10 min.
dTimEnd: 2016-04-19T16:20:00+02:00
dTimStart: 2016-04-19T14:50:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Equalized and opened SV and HMV. WHP = 13,5 bar.
dTimEnd: 2016-04-19T16:50:00+02:00
dTimStart: 2016-04-19T16:20:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ run #3 (Perforation guns), 4 1/2" OD guns from surface to 600 m.
dTimEnd: 2016-04-19T17:15:00+02:00
dTimStart: 2016-04-19T16:50:00+02:00
md: 600
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Schlumberger powered up and checked tools at 600 m
dTimEnd: 2016-04-19T17:25:00+02:00
dTimStart: 2016-04-19T17:15:00+02:00
md: 600
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Continued to RIH with BHA #3 from 600 m to 3550 m.
Took PUW every 500m.

Depth (m)           PUW (lbs)
500                     2400
1000                   3100
1500                   3850
2000                   4400
2500                   5100
3000                   5800
3500                   6250

Actual friction factor: 0,18
dTimEnd: 2016-04-19T18:45:00+02:00
dTimStart: 2016-04-19T17:25:00+02:00
md: 3550
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed 5 correlation passes across interval 3430 m - 3507 m.
dTimEnd: 2016-04-19T19:20:00+02:00
dTimStart: 2016-04-19T18:45:00+02:00
md: 3507
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: P/U and placed bottom shot at 3492 m and top shot at 3474 m.
dTimEnd: 2016-04-19T19:25:00+02:00
dTimStart: 2016-04-19T19:20:00+02:00
md: 3492
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Perforated well interval 3474-3492 m. Lost 380 lbs on tension. 
WHP before/after 12,8/8,6 bar , A-Annulus before/after 12,7/12,7 bar, B-annulus before after 7,2/7,2 bar.
dTimEnd: 2016-04-19T19:35:00+02:00
dTimStart: 2016-04-19T19:25:00+02:00
md: 3492
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Logged CCL up from shooting depth to 3430m.
dTimEnd: 2016-04-19T19:45:00+02:00
dTimStart: 2016-04-19T19:35:00+02:00
md: 3430
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3430 m to surface. WHP: 9 bar
dTimEnd: 2016-04-19T21:25:00+02:00
dTimStart: 2016-04-19T19:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Closed HMV and SV.
dTimEnd: 2016-04-19T21:35:00+02:00
dTimStart: 2016-04-19T21:25:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Purged lubricator with N2. Had to open SV and take return through XMT due to "grey grease" liquid in lubricator.
dTimEnd: 2016-04-19T22:50:00+02:00
dTimStart: 2016-04-19T21:35:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Closed and inflow tested SV and HMV.
dTimEnd: 2016-04-19T23:30:00+02:00
dTimStart: 2016-04-19T22:50:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to L/D perforation BHA.
dTimEnd: 2016-04-19T23:45:00+02:00
dTimStart: 2016-04-19T23:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Broke lubricator to L/D BHA #3.
dTimEnd: 2016-04-20T00:00:00+02:00
dTimStart: 2016-04-19T23:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: