Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2016-09-03T00:00:00+02:00 to 2016-09-04T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-04T00:00:00+02:00
dTimDiaHoleStart: 2016-08-28T17:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - N/D BOP
- Inspect TH locking mechanism
- Work to free TH (Based on inspection)
- N/U BOP
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2949
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 7
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Waited for equipment to free TH
- Pumped killpill and displaced well to heavy brine
- Installed trip tank setup on WH
- Performed extended flow check

tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited on  brine prior displacing well to heavy fluid
Meanwhile:
- Continued servicing FWR PRS
- Cleaned pits
- Performed PMs
dTimEnd: 2016-09-03T04:00:00+02:00
dTimStart: 2016-09-03T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Waited on  brine prior displacing well to heavy fluid
Meanwhile:
- Performed housekeeping
- Worked on modification on encoder on drawworks.
- Cleaned pits
- Performed PMs
dTimEnd: 2016-09-03T07:00:00+02:00
dTimStart: 2016-09-03T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared for displacing well to brine. Cleaned pits (entering tanks)
Meanwhile:
- Performed PMs.
- Performed housekeeping
- Worked on drawworks
- Prepared permits
- Inspected TDS and TDS hoses
- Tested BX3 elevator and rotator
- Finished recieving brine from boat 13:30.
dTimEnd: 2016-09-03T13:30:00+02:00
dTimStart: 2016-09-03T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared for displacing well to brine.
Mixed 1.19sg CaCl2 brine and kill pill. Experienced foaming and lost suction from pit.
dTimEnd: 2016-09-03T14:30:00+02:00
dTimStart: 2016-09-03T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Flushed lines several times.
dTimEnd: 2016-09-03T16:00:00+02:00
dTimStart: 2016-09-03T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Prepared to displace well to brine.
Mixed new kill pill.
Meanwhile:
- Removed slick joint nut (left 4 in)
dTimEnd: 2016-09-03T18:30:00+02:00
dTimStart: 2016-09-03T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: RIH with spear/grapple/pack-off assy to 26m  and engage spear.
dTimEnd: 2016-09-03T19:00:00+02:00
dTimStart: 2016-09-03T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for displacing well
dTimEnd: 2016-09-03T19:30:00+02:00
dTimStart: 2016-09-03T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Checked and confirmed line up. Walked the lines.
dTimEnd: 2016-09-03T20:00:00+02:00
dTimStart: 2016-09-03T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed new TBT due to uncerntainty in operation. Confirmed line-up.
dTimEnd: 2016-09-03T20:15:00+02:00
dTimStart: 2016-09-03T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Staged up rig pumps and pumped 37,2m3 1,19sg CaCl2 brine at 1200 lpm / 156 bar.
Lined up and pumped 10m3 1,19sg CaCl2 kill pill.
Pumped 48,2m3 1,19sg CaCl2 brine at 1200 lpm. Pressure started to increase, then dropped again before increasing to ~160 bar.
dTimEnd: 2016-09-03T22:15:00+02:00
dTimStart: 2016-09-03T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Flow checked well through open choke. Some backflow observed, then static.
Continued monitoring well on trip tank.
dTimEnd: 2016-09-03T22:30:00+02:00
dTimStart: 2016-09-03T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Disenganged spear and pulled pack-off out of tubing.
Displaced BOP to 1,19sg CaCl2 brine.
dTimEnd: 2016-09-03T23:15:00+02:00
dTimStart: 2016-09-03T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Disconnected TDS. POOH with BHA. Checked tools and R/B BHA.
dTimEnd: 2016-09-03T23:45:00+02:00
dTimStart: 2016-09-03T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rigged up to drain riser through A-annulus outlet on WH (u-tubing down tubing and returns through A-annulus).
dTimEnd: 2016-09-04T00:00:00+02:00
dTimStart: 2016-09-03T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: