Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2015-10-28T00:00:00+01:00 to 2015-10-29T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-10-29T00:00:00+01:00
dTimDiaHoleStart: 2015-10-24T21:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue to log RST or bean up well to perform PLT logging.
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 5
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Completed first set of RST IC logging passes from 4254 to 3470 m. Started second set of RST IC logging passes in same intervals.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to log RST IC pass at 0,5 m/min across interval from 4200 to 4188 m, 4045 to 3895 m and 3827 up to 3818 m. 
Meanwhile performed well control drill.
dTimEnd: 2015-10-28T06:00:00+01:00
dTimStart: 2015-10-28T00:00:00+01:00
md: 3818
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued to log IC pass at 0,5 m/min from 3818 to 3660 m and 3522 to 3470 m. Completed logging first IC pass.
dTimEnd: 2015-10-28T13:10:00+01:00
dTimStart: 2015-10-28T06:00:00+01:00
md: 3470
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Switched over to tractor and tractored down from 3470 m to 4270 m.
dTimEnd: 2015-10-28T15:05:00+01:00
dTimStart: 2015-10-28T13:10:00+01:00
md: 4270
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Switched over to logging mode and started second IC pass. Logged IC pass at 0,5 m/min from 4254 to 4188 m, 4045 to 3895 m and 3827 to 3780 m. WHP 109.
dTimEnd: 2015-10-29T00:00:00+01:00
dTimStart: 2015-10-28T15:05:00+01:00
md: 3780
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: