Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-11-18T00:00:00+01:00 to 2013-11-19T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-11-19T00:00:00+01:00
dTimDiaHoleStart: 2013-11-10T14:00:00+01:00
diaHole: 17.5
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Change handling equipment.
RIH and land casing on 5 1/2" HWDP landing string.
Circulate well prior to cementing.
Cement casing in place.
Set and test seal assembly. POOH with PADPRT.

hpht: 0
md: 2618
mdCsgLast: 1368.4
mdDiaHoleStart: 1373
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 9
ropCurrent: -999.99
sum24Hr: Retrieved nominal seat protector.
R/U casing handling equipment.
RIH with 13 3/8" 72# Q125 VamTop casing in stands from derrick to 1362 m.
Troubleshot convertible float and circulated at 20" casing shoe.
Continued RIH with 13 3/8" casing in stands from 1362 m to 1470 m.
tightWell: 0
tvd: 2464.5
tvdCsgLast: 1340.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-11-18T21:30:00+01:00
density: 1.4
locationSample: Active pit
md: 2618
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14
dTim: 2013-11-18T09:00:00+01:00
density: 1.4
locationSample: Active pit
md: 2618
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
dTim: 2013-11-18T12:00:00+01:00
density: 1.4
locationSample: Flowline
md: 2618
mudClass: oil based
presBopRating: 345
pv: 38
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
Pore pressure:
dTim: 2013-11-19T00:00:00+01:00
equivalentMudWeight: 1.03
md: 1380
readingKind: estimated
dTim: 2013-11-19T00:00:00+01:00
equivalentMudWeight: 1.03
md: 2618
readingKind: estimated
Survey stations:
Activities:
comments: Jetted BOP w/ 2000 lpm and 17 bar.
dTimEnd: 2013-11-18T00:15:00+01:00
dTimStart: 2013-11-18T00:00:00+01:00
md: 30
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U and M/U Vetco WBRRT. RIH on 5 1/2" HWDP. 
Jetted NSP area prior to landing WBRRT w/ 2200 lpm, 30 bar.
RIH and landed WBRRT at 139,24 m (datum at 138,92 m), set down 6 t as per Vetco instructions.
Pulled NSP free with 2 t overpull.
Jetted NSP setting area w/ 2200 lpm, 30 bar.
dTimEnd: 2013-11-18T02:00:00+01:00
dTimStart: 2013-11-18T00:15:00+01:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Dropped 2 7/8" drift.
POOH w/ WBRRT to surface. Inspected NSP, disengaged same from running tool.
Re-set WBRRT and L/O same.
L/O jetting assy and recovered drift.
dTimEnd: 2013-11-18T03:00:00+01:00
dTimStart: 2013-11-18T02:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor after wet trip.
dTimEnd: 2013-11-18T03:30:00+01:00
dTimStart: 2013-11-18T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT prior rigging up casing running equipment.
dTimEnd: 2013-11-18T03:45:00+01:00
dTimStart: 2013-11-18T03:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/U handling equipment for 13 3/8" casing:
Removed drilling bails and elevator. Installed long bails.
P/U Archer FAC tool. Changed out torque wrench die holders to be able to M/U fill up tool.
M/U FAC tool and confirmed check valves open.
dTimEnd: 2013-11-18T08:15:00+01:00
dTimStart: 2013-11-18T03:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: TOFS: Cleaned and cleared rig floor.
dTimEnd: 2013-11-18T08:45:00+01:00
dTimStart: 2013-11-18T08:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/U handling equipment for 13 3/8" casing:
Installed BX elevator, secured hoses and function tested same.
Installed tilt arms on bails. Installed and function tested PS30 slips.
dTimEnd: 2013-11-18T10:00:00+01:00
dTimStart: 2013-11-18T08:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed TBT prior to run casing stands from derrick.
dTimEnd: 2013-11-18T10:15:00+01:00
dTimStart: 2013-11-18T10:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8" 72ppf Q125 Vam Top casing from surface to 295 m. Ran casing in stands from derrick, including shoe track. 
Average running rate 16 joints/hr. 
Float in self-fill mode.
dTimEnd: 2013-11-18T11:45:00+01:00
dTimStart: 2013-11-18T10:15:00+01:00
md: 295
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed fill up tool. Evacuated rig floor due to excessive exhaust fumes from process turbines (Wind direction 284 deg).
dTimEnd: 2013-11-18T12:30:00+01:00
dTimStart: 2013-11-18T11:45:00+01:00
md: 295
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8" casing in stands from 295 m to 1362 m.
 Average running rate 25 joints/hr.
dTimEnd: 2013-11-18T16:00:00+01:00
dTimStart: 2013-11-18T12:30:00+01:00
md: 1362
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Broke circ. w/ 220 l/min and 27 bar. Attempted to increase flow to 330 l/min, 36 bar, observed TDS weight decrease. Shut pumps down and bled pressure off.
dTimEnd: 2013-11-18T16:30:00+01:00
dTimStart: 2013-11-18T16:00:00+01:00
md: 1362
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: M/U swedge and circ. hose.
dTimEnd: 2013-11-18T17:00:00+01:00
dTimStart: 2013-11-18T16:30:00+01:00
md: 1362
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Attempted to breake circulation. Pressure increased to 70 bar, hold 3 min and bled off.
dTimEnd: 2013-11-18T17:15:00+01:00
dTimStart: 2013-11-18T17:00:00+01:00
md: 1362
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Evaluated situation and discussed way forward.
dTimEnd: 2013-11-18T17:45:00+01:00
dTimStart: 2013-11-18T17:15:00+01:00
md: 1362
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Lined up to pump down annulus. Pumped w/ 130 l/min, 10 bar, held 5 min. Pumped up to 15 bar, held 5 min. No pressure decrease, bled off pressure to zero.
dTimEnd: 2013-11-18T18:30:00+01:00
dTimStart: 2013-11-18T17:45:00+01:00
md: 1362
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Lined up to pump down casing. Pressured up to 72 bar and observed sudden pressure drop. Float converted and ball sheared.
dTimEnd: 2013-11-18T19:00:00+01:00
dTimStart: 2013-11-18T18:30:00+01:00
md: 1362
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Increased flow in steps to 1500 l/min/ 30 bar. Circulated one casing volume (100 m3).
dTimEnd: 2013-11-18T20:00:00+01:00
dTimStart: 2013-11-18T19:00:00+01:00
md: 1362
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/D swedge and circ. hose
dTimEnd: 2013-11-18T20:15:00+01:00
dTimStart: 2013-11-18T20:00:00+01:00
md: 1362
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8"  72ppf Q125 VamTop casing in stands from 1362 m to 2470 m. Filled casing every stand. Average running rate 25 joints/hr.
dTimEnd: 2013-11-19T00:00:00+01:00
dTimStart: 2013-11-18T20:15:00+01:00
md: 2470
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: