Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-07-04T00:00:00+02:00 to 2013-07-05T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-05T00:00:00+02:00
dTimDiaHoleStart: 2013-07-04T20:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Land and test hanger.
Set production packer.
Retrieve EVO plug.

hpht: 0
md: 4768.7
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 38
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: RIH with completion string to TOL.
Pulled back and installed spaceout pups
Installed tubing hanger.


tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-07-04T23:00:00+02:00
density: 1.32
locationSample: Reserve pit
md: 4770
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14
dTim: 2013-07-04T20:00:00+02:00
density: 1.03
locationSample: Active pit
md: 4770
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Prepared for skidding rig.
Held pre-job meeting prior to skid.
Skidded rig 15 cm forward.
Attempted to run through multi-bowl, still observing string taking weight.
Pulled out to inspect DHSV assembly for contact marks, no marks observed.
Ran back in with DHSV assembly, sat down 10 - 15 Ton weight on 10 3/4" casing stump, passed through. 

dTimEnd: 2013-07-04T01:30:00+02:00
dTimStart: 2013-07-04T00:00:00+02:00
md: 2612
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 2612 m to 2798 m. 
Average running speed 5 joints/hr. 
Total rejected joints 0.
dTimEnd: 2013-07-04T05:00:00+02:00
dTimStart: 2013-07-04T01:30:00+02:00
md: 2798
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Replaced elevator due to trouble with latch function.
dTimEnd: 2013-07-04T05:30:00+02:00
dTimStart: 2013-07-04T05:00:00+02:00
md: 2798
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 2798 m to 3066 m. 
Average running speed 4,5 joints/hr.
dTimEnd: 2013-07-04T10:30:00+02:00
dTimStart: 2013-07-04T05:30:00+02:00
md: 3066
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Recorded up / down weights, 186 / 139 Ton.
Changed to 5 1/2" DP elevators.
Rigged down sheaves for control lines.
Picked up pre-made DP landing stand and made up to tubing string.
Installed masterbushings and manual slips.
dTimEnd: 2013-07-04T12:15:00+02:00
dTimStart: 2013-07-04T10:30:00+02:00
md: 3066
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to RIH.
Washed down with 7" tubing on 5 1/2" DP from 3066 m to 3099,7 m at 150 liter/min, sat down 5 Ton on PBR no go.
Pulled back 4,5 meter out of PBR and increased rate to 220 liter/min. 
Stung into PBR to confirm depth, observed small pressure peak when stinging in.
Continued to RIH and confirmed depth by setting down 5 Ton onto PBR no go at 3099,7 meter.

dTimEnd: 2013-07-04T14:30:00+02:00
dTimStart: 2013-07-04T12:15:00+02:00
md: 3099.7
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up until weight observed.
Marked pipe.
POOH with 7" tubing on 5 1/2" DP. Strapped pipe while POOH.
Broke out landing string.
Replaced box on joint 14 due to poor threads.

Meanwhile:
Prepared space out and picked up space out joints from cantilever.
dTimEnd: 2013-07-04T19:00:00+02:00
dTimStart: 2013-07-04T14:30:00+02:00
md: 3099.7
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held pre-job meeting.
Made up two space out joints and RIH from 3099,7 m to 3075,7 m.
dTimEnd: 2013-07-04T20:00:00+02:00
dTimStart: 2013-07-04T19:00:00+02:00
md: 3075.7
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Made up tubing hanger to space out joint.
Fed the control lines through hanger and terminated same.

dTimEnd: 2013-07-05T00:00:00+02:00
dTimStart: 2013-07-04T20:00:00+02:00
md: 3075.7
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: