Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2009-03-13T00:00:00+01:00 to 2009-03-14T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-03-14T00:00:00+01:00
dTimDiaHoleStart: 2009-03-13T15:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install WL BOP and riser on XMT. Install combination toolstring in riser. MU lubricator. Leak test riser, BOP and lubricator. Equalize and open HMV and DHSV. RIH with combination toolstring to tag TCP guns at 3271 m. Perform correlation log in 7" liner. POOH and LD toolstring. Install PLT toolstring in riser. MU lubricator and leak test at in-situ sub. Equalize and open HMV. RIH to perform shut-in station logs.
hpht: 0
md: 3520
mdCsgLast: 3519
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 135
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Handed well over from Production. RU HMV and DHSV to local control panel. Installed test and bleed manifold on to XMT KWV. Performed line test from KWV to cmt unit. Attempted to leak tested XMT cross to 30/200 bar for 5/10 min.
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2009-03-13T23:59:00+01:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Waited on Mærsk Production to hand over well to Volve D&W.

Meanwhile performed 5-yearly maintenace on choke manifold.
dTimEnd: 2009-03-13T18:30:00+01:00
dTimStart: 2009-03-13T15:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
comments: Waited on Mærsk Production to shut in well and inflow test HMV to 120-5 bar/10 min and DHSV to 120-5 bar/30 min. Had 2.3 bar drop/10 min on HMV and 0.2 bar drop/30 min on DHSV.

Meanwhile performed 5-yearly maintenace on choke manifold and loosened bolts on kill ving valve on BOP in preparation for 5-yearly maintenance.
dTimEnd: 2009-03-14T00:00:00+01:00
dTimStart: 2009-03-13T18:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
Lithology and shows: