Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2007-09-13T00:00:00+02:00 to 2007-09-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-09-14T00:00:00+02:00
dTimDiaHoleStart: 2007-09-09T04:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install tension ring and cylinders, and tensioning up system. Completion suspended - operation on 15/9-F-7.
hpht: 0
md: 139
mdCsgLast: 3519
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 93
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RIH with PR tensioner joint. MU PR landing stand, RIH and landed riser. Locked TBC connector. Waited on Simens rig ESD test.  Pressure tested PR to 200 bar. Install centralizer and boat collision stool on centralizer deck. 
tightWell: 0
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2007-09-13T14:00:00+02:00
density: 1.01
locationSample: Active pit
md: 3520
mudClass: other
presBopRating: 690
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Attached ROV hooks to guide slings. Made rope loop for retrieval of ROV hooks and guide sling clamp. Hauled guidewires with ROV hooks through Centralizer deck, ran to sealevel. Landed 1 st double in riser spider. Ran guidewires individually to 20 m above seabed.
dTimEnd: 2007-09-13T01:00:00+02:00
dTimStart: 2007-09-13T00:00:00+02:00
md: 52
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed handling tool. Lifted 2nd double to drillfloor with dual lift on block and deck crane. Made up flanged connection according to Vetco/Bandak procedure. RIH with 2nd double. Meanwhile hooked up hydraulics on tension cylinders.
dTimEnd: 2007-09-13T03:00:00+02:00
dTimStart: 2007-09-13T01:00:00+02:00
md: 80
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lifted 3rd double to drillfloor with dual lift on block an deck crane. Removed handling joint. Made up flanged connection according to Vetco procedure. Meanwhile hooked up hydraulics on tension cylinders.
dTimEnd: 2007-09-13T05:15:00+02:00
dTimStart: 2007-09-13T03:00:00+02:00
md: 80
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lifted tension joint to Horizontal position. Hoisted handling flange with 6 m pup joint to horizontal  posistion with tuggers and made up to tension joint.  RIH with 3rd double and landed in spider. Prepared for lifting tension joint to vertical position.
dTimEnd: 2007-09-13T06:00:00+02:00
dTimStart: 2007-09-13T05:15:00+02:00
md: 100
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lifted tension joint to vertical position and MU tension joint flange to upper pup joint.
dTimEnd: 2007-09-13T09:00:00+02:00
dTimStart: 2007-09-13T06:00:00+02:00
md: 100
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Split riser spider and removed same.
dTimEnd: 2007-09-13T10:00:00+02:00
dTimStart: 2007-09-13T09:00:00+02:00
md: 100
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with tension joint and installed master bushing. MU 5 1/2" landing stand to handling sub.
dTimEnd: 2007-09-13T11:00:00+02:00
dTimStart: 2007-09-13T10:00:00+02:00
md: 100
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared ROV to assist landing of PR. Verified that the VX-ring had been installed and checked F-12 well head.
dTimEnd: 2007-09-13T11:30:00+02:00
dTimStart: 2007-09-13T11:00:00+02:00
md: 100
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed guidewires and lined up to 18 3/4" sub sea WH. Hook load prior to landing was 97 MT.
dTimEnd: 2007-09-13T13:00:00+02:00
dTimStart: 2007-09-13T11:30:00+02:00
md: 100
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed hot stab in receptacle A and set valves on TBC locking panel to "primary lock" position using ROV. Landed TBC on 18 3/4" WH and sat down 15 MT.
dTimEnd: 2007-09-13T14:15:00+02:00
dTimStart: 2007-09-13T13:00:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared to set TBC according to Vetco procedures. Pressurized the TBC to 2500 psi using pump and minireel in moonpool. Did not get alignment indicating proper locking of TBC.
dTimEnd: 2007-09-13T15:30:00+02:00
dTimStart: 2007-09-13T14:15:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Had shut down for Siemens "shut down and fire pump logic" (ESD tests).
dTimEnd: 2007-09-13T17:30:00+02:00
dTimStart: 2007-09-13T15:30:00+02:00
md: 139
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: operation failed
comments: Unlocked TBC and repeated connetion procedures according to Vetco instructions. Pressurized the TBC to 3000 psi using pump and minireel in moonpool. Got alignment indicating proper locking of TBC. Sat all valves on lock panel A into "parking position". Performed 20 MT overpull test on H4-MUSL connector (TBC) with TDS. Slacked off to 10 MT overpull. Sat TBC valves on flush panel B to "lower dog flush".
dTimEnd: 2007-09-13T19:30:00+02:00
dTimStart: 2007-09-13T17:30:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Had shut down for Siemens "shut down and fire pump logic" (ESD tests).
dTimEnd: 2007-09-13T22:30:00+02:00
dTimStart: 2007-09-13T19:30:00+02:00
md: 139
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: operation failed
comments: Installed centralizer and boat collision stool on centralizer deck. Prepared for skidding cantilever.
dTimEnd: 2007-09-14T00:00:00+02:00
dTimStart: 2007-09-13T22:30:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: