Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-01-29T00:00:00+01:00 to 1993-01-30T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-01-30T00:00:00+01:00
dTimDiaHoleStart: 1993-01-29T16:00:00+01:00
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *DE-BALLASTING RIG
*ANCHOR HANDLING
*RIG MOVE TO 15/9-D-1H
hpht: 0
md: -999.99
mdPlanned: -999.99
mdPlugTop: 205
reportNo: 91
ropCurrent: -999.99
sum24Hr: *RAN CORROSION CAP, PUMPED CORROSION INHIBITED FLUID
*PULLED GUIDE WIRES, CLOSED HATCH
*L/D DC'S AND HWDP'S
*BACKLOADED PETROFREE MUD
*WOW FOR ANCHOR HANDLING
tightWell: 0
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-01-29T10:00:00+01:00
density: 1.56
locationSample: Active pit
md: -999.99
mudClass: oil based
presBopRating: -999.99
pv: 65
type: PETROFREE
visFunnel: 280
yp: 10
Pore pressure:
Survey stations:
Activities:
comments: SECURED BOP ONTO CARRIER.  L/D  2 EA 50 FT RISER JOINTS.
dTimEnd: 1993-01-29T04:00:00+01:00
dTimStart: 1993-01-29T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RE-BALLASTED RIG TO DRILLING DRAFT. R/D RISER HANDLING EQUIPMENT.  R/U PIPE HANDLING EQUIPMENT.
dTimEnd: 1993-01-29T05:00:00+01:00
dTimStart: 1993-01-29T04:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: CLEANED RIG FLOOR.
dTimEnd: 1993-01-29T05:30:00+01:00
dTimStart: 1993-01-29T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U RUNNING TOOL FOR TEMPORARY ABANDONMENT CAP.
dTimEnd: 1993-01-29T06:00:00+01:00
dTimStart: 1993-01-29T05:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: MADE UP TEMPORARY ABANDONMENT CAP TO RUNNING TOOL AND RAN IN TO 82M.
dTimEnd: 1993-01-29T07:00:00+01:00
dTimStart: 1993-01-29T06:00:00+01:00
md: 82
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: MOVED RIG OVER WELL
dTimEnd: 1993-01-29T08:30:00+01:00
dTimStart: 1993-01-29T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- position
state: ok
stateDetailActivity: success
comments: INSTALLED CAP ON WELLHEAD.  PUMPED STACK-MAGIC CORROSION INHIBITOR. RELEASED RUNNING TOOL, PULLED BACK TO 80M.
dTimEnd: 1993-01-29T09:30:00+01:00
dTimStart: 1993-01-29T08:30:00+01:00
md: 104
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: PULLED GUIDE WIRE 3 AND 4.  RELEASED GUIDE WIRE 1, CLOSED HATCH WITH SAME.  PULLED GUIDE WIRE 1.
dTimEnd: 1993-01-29T11:30:00+01:00
dTimStart: 1993-01-29T09:30:00+01:00
md: 95
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: PULLED RIG 25M OFF LOCATION.
dTimEnd: 1993-01-29T12:30:00+01:00
dTimStart: 1993-01-29T11:30:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- position
state: ok
stateDetailActivity: success
comments: PULLED OUT AND LAID DOWN CAP RUNNING TOOL. LAID DOWN 11 JOINTS OF 6 1/2" DRILL COLLAR, 1 JAR AND 9 JOINTS OF 6 5/8" HEAVY-WEIGHT DRILL PIPE.
dTimEnd: 1993-01-29T16:00:00+01:00
dTimStart: 1993-01-29T12:30:00+01:00
md: 80
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: BACKLOADED PETROFREE MUD.
dTimEnd: 1993-01-29T18:00:00+01:00
dTimStart: 1993-01-29T16:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- transit
state: ok
stateDetailActivity: success
comments: WAITED ON WEATHER FOR ANCHOR HANDLING
dTimEnd: 1993-01-30T00:00:00+01:00
dTimStart: 1993-01-29T18:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: