Daily Drilling Report
Well: NO 15/9-F-7
Report period: 2015-02-09T00:00:00+01:00 to 2015-02-10T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-05-01T00:00:00+02:00
dateDrillComplete: 2007-10-04
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-02-10T00:00:00+01:00
dTimDiaHoleStart: 2015-02-08T19:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 1083
mdCsgLast: 1062
mdDiaHoleStart: 1083
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 6
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Performed final tests of tubing bonnet after landing TH. 
tightWell: 0
tvdCsgLast: 1056.7
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued pressure testing cable penetrator seals 69 bar / 10 min, tubing bonnet cavity 69 bar / 10 min and annulus insert valve 69 bar / 10 min.
Meanwhile performed TBT and installed diverter and master bushings. Set TH RT with pup joint in foxhole, B/O and L/D same. Cleaned and cleared rig floor.

--- END OF OPERATION @ 02:15 ---
Commisioning to be performed offline
dTimEnd: 2015-02-09T02:15:00+01:00
dTimStart: 2015-02-09T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: