Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2015-08-15T00:00:00+02:00 to 2015-08-16T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
daysBehind: 5.2
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-08-16T00:00:00+02:00
dTimDiaHoleStart: 2015-08-05T11:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Clean drillfloor/pipdeck and backload equipment.
hpht: 0
md: -999.99
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 11
ropCurrent: -999.99
sum24Hr: POOH with perf.run#4. L/D toolstring and R/D wireline equipment. Tested SV and HMV. Inflow tested DHSV. Tested top cap and XMT.
tightWell: 0
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued L/D toolstring and lubricator. WHP 87 bar.
dTimEnd: 2015-08-15T02:30:00+02:00
dTimStart: 2015-08-15T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Closed BOP and DHSV and bled down to 5 bar above DHSV. 
WHP when closing DHSV: 87 bar. BHP: 294 bar.
Inflow tested  DHSV for 30 min with 87 bar below and 5 bar above. Pressure above DHSV increased 0,3 bar/30 min. Closed HMV. 
Meanwhile: R/D Altus W/L, tractor and Schlumberger peforation equipment.
dTimEnd: 2015-08-15T04:00:00+02:00
dTimStart: 2015-08-15T02:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Continued to R/D Altus W/L, tractor and Schlumberger peforation equipment.
dTimEnd: 2015-08-15T07:45:00+02:00
dTimStart: 2015-08-15T04:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Disconnected chiksan on wellhead. Disconnected and lifted BOP to drill floor.
dTimEnd: 2015-08-15T10:00:00+02:00
dTimStart: 2015-08-15T07:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Installed and leak tested XT top cap 5/10min 20/345bar. Leak tested KWV cap 5/10min 20/345bar.
dTimEnd: 2015-08-15T13:00:00+02:00
dTimStart: 2015-08-15T10:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: R/D and prepared W/L equipment for backload.
dTimEnd: 2015-08-15T15:00:00+02:00
dTimStart: 2015-08-15T13:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Handed well over to production.
dTimEnd: 2015-08-15T16:00:00+02:00
dTimStart: 2015-08-15T15:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: R/D and packed W/L equipment.
dTimEnd: 2015-08-16T00:00:00+02:00
dTimStart: 2015-08-15T16:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: