Daily Drilling Report
Well: NO 15/9-F-7
Report period: 2016-07-30T00:00:00+02:00 to 2016-07-31T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-05-01T00:00:00+02:00
dateDrillComplete: 2007-10-04
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-31T00:00:00+02:00
dTimDiaHoleStart: 2016-07-28T10:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: N/A
hpht: 0
md: -999.99
mdCsgLast: 1062
mdDiaHoleStart: 1
mdPlanned: -999.99
mdPlugTop: 189
mdStrengthForm: 0
presTestType: leak off test
reportNo: 3
ropCurrent: -999.99
strengthForm: 0
sum24Hr: - Pulled surface riser
- Installed hatch
tightWell: 0
tvdCsgLast: 1056.7
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Made several attempts to release LP riser connector. Re adjusted release bolts and attempted to move riser by extending/retracting TDS.

Connector came loose after several attempts.
dTimEnd: 2016-07-30T02:30:00+02:00
dTimStart: 2016-07-30T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Removed hatch cover and liftet riser to drill floor and L/D same.
dTimEnd: 2016-07-30T03:30:00+02:00
dTimStart: 2016-07-30T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rigged down lifting arrangement.
Installed hatch plate on F-7.
************** End of report ***************
dTimEnd: 2016-07-30T04:15:00+02:00
dTimStart: 2016-07-30T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: