Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-06T00:00:00+01:00 to 2014-02-07T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
daysBehind: 1.7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-07T00:00:00+01:00
dTimDiaHoleStart: 2014-02-03T20:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue retrieving Production Risers. 
RIS with Riser Guide Funnel. Rig up for and run Drilling risers.
hpht: 0
md: 3147
mdCsgLast: 3090.1
mdDiaHoleStart: 3147
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 13
ropCurrent: -999.99
sum24Hr: Pulled casing hanger and 10 3/4" Tieback. Removed Diverter. Shut-in production.
Pulled Overshot and removed BOP Tensioners. Nippled down BOP. Disconnected Surface riser and pulled same.
Rigged down Cylinders, Tensioner ring and Centralizer.
Removed hatches and installed sheaves for Guidewires.
tightWell: 0
tvdCsgLast: 2895
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-06T22:00:00+01:00
density: 1.37
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 31
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 6.5
dTim: 2014-02-06T02:00:00+01:00
density: 1.37
locationSample: Reserve pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
dTim: 2014-02-06T02:30:00+01:00
density: 1.37
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 27
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 5
Pore pressure:
Survey stations:
Activities:
comments: Installed hydraulic hoses and function tested Weatherford tong.
dTimEnd: 2014-02-06T01:00:00+01:00
dTimStart: 2014-02-06T00:00:00+01:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed TBT for B/U and handling of casing hanger, stuck DQ tool and DP joint in one assembly.
dTimEnd: 2014-02-06T01:15:00+01:00
dTimStart: 2014-02-06T01:00:00+01:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Pulled casing hanger above rotary. Set manual slips on 10 3/4" hanger pup and installed dog collar on 5 1/2" DP above hanger.
Continued POOH until 10 3/4" pup joint below adjustable sub at surface. Set slips and dog collar. B/O assembly and parked same at setback using aft PRS.
dTimEnd: 2014-02-06T02:15:00+01:00
dTimStart: 2014-02-06T01:15:00+01:00
md: 120
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Installed 10 3/4" elevator and Weatherford FMS.
dTimEnd: 2014-02-06T03:00:00+01:00
dTimStart: 2014-02-06T02:15:00+01:00
md: 120
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH and L/D 10 3/4" casing joints.
dTimEnd: 2014-02-06T05:30:00+01:00
dTimStart: 2014-02-06T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Due to high wind and no crane operation, replanned for storage of equipment on rigfloor. Moved equipment and rigged down casing tong and elevators.
dTimEnd: 2014-02-06T06:00:00+01:00
dTimStart: 2014-02-06T05:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Continued moving equipment and rigged down casing tong and elevators.
dTimEnd: 2014-02-06T07:00:00+01:00
dTimStart: 2014-02-06T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT to discuss plan for nippling down Diverter and BOP.
dTimEnd: 2014-02-06T07:15:00+01:00
dTimStart: 2014-02-06T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rigged up Diverter chains. Removed bushings and BHA washer.
Pulled Diverter.
dTimEnd: 2014-02-06T08:45:00+01:00
dTimStart: 2014-02-06T07:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Shut-in production.
Disconnected and pulled Overshot.
dTimEnd: 2014-02-06T09:15:00+01:00
dTimStart: 2014-02-06T08:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed BOP tensioners. 
Disconnected NT2. Nippled down BOP.
Simultaneously cleared rigfloor of completion equipment and tools.
dTimEnd: 2014-02-06T11:00:00+01:00
dTimStart: 2014-02-06T09:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed diverter chains to surface riser.
Removed scaffolding from riser access.
dTimEnd: 2014-02-06T11:45:00+01:00
dTimStart: 2014-02-06T11:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Disconnected multibowl connection.
Pulled and layed out riser joint.
dTimEnd: 2014-02-06T12:45:00+01:00
dTimStart: 2014-02-06T11:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rigged down Diverter chains and installed elevator.
dTimEnd: 2014-02-06T13:00:00+01:00
dTimStart: 2014-02-06T12:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed side outlet valves.
dTimEnd: 2014-02-06T13:30:00+01:00
dTimStart: 2014-02-06T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U Tensioning tool to pup joint and stand.
dTimEnd: 2014-02-06T14:00:00+01:00
dTimStart: 2014-02-06T13:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT.
dTimEnd: 2014-02-06T14:15:00+01:00
dTimStart: 2014-02-06T14:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with Tensioning tool and took weight, 115 T upweight.
dTimEnd: 2014-02-06T14:30:00+01:00
dTimStart: 2014-02-06T14:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared wellhead and transfered weight from tensioning pistons to block.
Disconnected tensioning pistons.
dTimEnd: 2014-02-06T19:00:00+01:00
dTimStart: 2014-02-06T14:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rigged down Tension ring assy and removed boat collision stool.
Installed nylon protector guide.
Removed all protruding nuts and bolts from Multibowl.
Meanwhile broke out single of 5 1/2" DP, adjustable sub and XO from 10 3/4" csg assy and L/D same to deck.
dTimEnd: 2014-02-06T22:30:00+01:00
dTimStart: 2014-02-06T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT for removing hatches and rigging up for running Guidewires and hotstab on minireel hose.
dTimEnd: 2014-02-06T22:45:00+01:00
dTimStart: 2014-02-06T22:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Started to remove hatches from slot F-6 and rigging up sheaves in moonpool to run Guidewires and Mini reel
dTimEnd: 2014-02-07T00:00:00+01:00
dTimStart: 2014-02-06T22:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: