Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-22T00:00:00+02:00 to 2008-06-23T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-23T00:00:00+02:00
dTimDiaHoleStart: 2008-06-22T01:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 7" tubing to 1250 m MD. Install gas lift assy. Run 7" tubing to 1400 m MD.
hpht: 0
md: 3750
mdCsgLast: 3695
mdDiaHoleStart: 3761
mdPlanned: -999.99
mdPlugTop: 3654
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 68
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Made up TH landing string. Rigged up for running tubing. Spotted control line reels. Made up and ran completion assemblies. Terminated DHPG and chemical injection valve. Ran 7" tubing to 240 m MD.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-22T22:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3750
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Broke out and laid out cleaning assembly #2 - 7" Razor back / well sweep magnets. Laid out cleaning assembly #1 - 6" PDC bit and pup. Small/moderate amounts of swarf recovered on magnets.
dTimEnd: 2008-06-22T01:15:00+02:00
dTimStart: 2008-06-22T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held toolbox talk for pulling bowl protector. Cleared and tidied drillfloor.
dTimEnd: 2008-06-22T01:45:00+02:00
dTimStart: 2008-06-22T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with bowl protector pulling tool and jet sub on 5 1/2" stand. Engaged tool at 20,1 m MD according to Vetco instructions. Picked up 0,3 m and circulated to clean wellhead. Flow 3500 lpm / SPP 65 bar. Pumped a total of 10 m3 packer fluid. POOH with bowl protector running tool - no bowl protector recovered.
dTimEnd: 2008-06-22T02:15:00+02:00
dTimStart: 2008-06-22T01:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran back in with bowl protector pulling tool and jet sub on 5 1/2" stand. Broke off TDS. Landed pulling tool at 20,1 m MD. Engaged pulling tool using chain tongs. Made up TDS. Picked up 0,3 m and circulated clean wellhead while picking up slowly. Flow 3500 lpm / SPP 65 bar. Pumped a total of 10 m3 packer fluid. POOH with bowl protector running tool. Broke of bowl protector. Broke out and laid down bowl protector pulling tool.
dTimEnd: 2008-06-22T03:00:00+02:00
dTimStart: 2008-06-22T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Made up 5 1/2" FH x 7" VT swadge to stand of 5 1/2" DP and racked back in derrick.
dTimEnd: 2008-06-22T03:15:00+02:00
dTimStart: 2008-06-22T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Made up 5 1/2" FH x 7" VT swadge to FOSV's with side entry sub (top of landing stand). Made up top of landing stand to 5 1/2" singel and hung off in aft PRS.
dTimEnd: 2008-06-22T03:45:00+02:00
dTimStart: 2008-06-22T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held toolbox talk for rigging up tubing running equipment.
dTimEnd: 2008-06-22T04:00:00+02:00
dTimStart: 2008-06-22T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Parked IR. Installed and hooked up Odfjell tubing running tong.
dTimEnd: 2008-06-22T06:00:00+02:00
dTimStart: 2008-06-22T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Made up tubing hanger landing string comprising of 1 x 12 m 7" tubing, 1 x 6 m 7" tubing, 1 x 1 m 7" tubing, THRT, Swadge with FOSV's and side entry. Used single joint elevator to pick up tubing. Observed damage on pin end of 7" tubing joint in landing string. Observed damage on rig floor tugger wire.
dTimEnd: 2008-06-22T08:00:00+02:00
dTimStart: 2008-06-22T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Checked rig floor tugger for damaged and respooled same.
dTimEnd: 2008-06-22T09:15:00+02:00
dTimStart: 2008-06-22T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Laid out damaged tubing joint (#240) in landing string. Picked up and made up new 7" tubing joint (#196).
dTimEnd: 2008-06-22T10:00:00+02:00
dTimStart: 2008-06-22T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Made up THRT and racked back TH landing string in derrick. Continued rigging tubing running equipment.
dTimEnd: 2008-06-22T12:00:00+02:00
dTimStart: 2008-06-22T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Cleared and tidied drillfloor prior to bringing in control line reels.
dTimEnd: 2008-06-22T12:30:00+02:00
dTimStart: 2008-06-22T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held toolbox talk with rig and completion crews.
dTimEnd: 2008-06-22T12:45:00+02:00
dTimStart: 2008-06-22T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Spotted WD and BOT control line reels on stb fwd setback. Suspened control line sheave in fwd PRS using PRS lifting tool. Dressed BX elevator with 7" inserts. Dressed slips and dogcollars.
dTimEnd: 2008-06-22T14:45:00+02:00
dTimStart: 2008-06-22T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held toolbox talk with rig and completion crews.
dTimEnd: 2008-06-22T15:15:00+02:00
dTimStart: 2008-06-22T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up of and hung off assy#1 Ratcheting muleshoe / stinger. Picked up and made up assy#2 - 9 5/8" Granite packer. Picked up and made up assy#3- 20" completion PBR. Made up and ran 3 x 7" tubing joint.
dTimEnd: 2008-06-22T18:30:00+02:00
dTimStart: 2008-06-22T15:15:00+02:00
md: 74
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up and made up assy#4 DHPG/CIV. Made up joint on top of completion assy#4 to ease termination of controlines.
dTimEnd: 2008-06-22T19:00:00+02:00
dTimStart: 2008-06-22T18:30:00+02:00
md: 88
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to terminating DHPG/CIV completion assemblies.
dTimEnd: 2008-06-22T19:15:00+02:00
dTimStart: 2008-06-22T19:00:00+02:00
md: 88
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Stripped and splitted control line. Terminated DHPG cable according to WD procedure. Tested conductivity - ok. Tested cable fitting to 10.000 psi through test port - ok.
dTimEnd: 2008-06-22T22:00:00+02:00
dTimStart: 2008-06-22T19:15:00+02:00
md: 88
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with tubing to place in working height for terminatining CIV control line. Stripped and bevelled control line. Installed CIV in carrier. Tested control line termination fitting to 10.000 psi through test port - ok. Tried to obtain ~50 bar on control line, hydraulic pump not suited for supplying low pressure (spiked when pressuring up).  Pressure up several time to obtain stable pressue. Hard to determine if there was a leakage on fitting closest to the carrier.
dTimEnd: 2008-06-23T00:00:00+02:00
dTimStart: 2008-06-22T22:00:00+02:00
md: 88
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: