Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-27T00:00:00+02:00 to 2013-10-28T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 9.2
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-28T00:00:00+01:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Retrieve high pressure riser joint. Run multi bowl running tool and hold tension while rigging down tensioning systems. Unlock production riser and retrieve production riser.
hpht: 0
md: 2637
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 69
ropCurrent: -999.99
sum24Hr: Waited on weather to pull production riser. Meanwhile:  Performed general rig maintenance. M/U, RIH and installed 9 5/8" EZSV @1829 m. Pulled out with running tool, displaced riser to seawater and pulled RT to surface. Pressure tested 9 5/8" EZSV from above to 20/195 bar for 5/10 min. Ok. Shut down production in preparation of pulling production riser. Nippled down diverter.
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-27T15:00:00+01:00
density: 1.21
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 28
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 6
dTim: 2013-10-27T10:00:00+01:00
density: 1.21
locationSample: Active pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
dTim: 2013-10-27T22:00:00+01:00
density: 1.21
locationSample: Active pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 32
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 9
Pore pressure:
Survey stations:
Activities:
comments: Performed general rig maintenance. Removed worn cement hose from cement manifold. ROV removed debris around template.
dTimEnd: 2013-10-27T11:30:00+01:00
dTimStart: 2013-10-27T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: P/U and M/U the 9 5/8" EZSV with running tool.
dTimEnd: 2013-10-27T12:15:00+01:00
dTimStart: 2013-10-27T11:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" EZSV from surface to 1824 m on 5 1/2" DP. Restricted running speed to 1.5 min/stand. Avg tripping speed: 456 m/hrs.
dTimEnd: 2013-10-27T16:15:00+01:00
dTimStart: 2013-10-27T12:15:00+01:00
md: 1824
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Broke circulation with 800 lpm, 32 bar and worked packer setting area from 1824 m to 1934 m 3 times.
dTimEnd: 2013-10-27T16:30:00+01:00
dTimStart: 2013-10-27T16:15:00+01:00
md: 1834
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Recorded up- / down- weights 125 / 108 tons. Set 9 5/8" EZSV with 40 right hand turns, sheared with 23 tons up weight and waited 2 min. Set down 9 tons on plug and waited 2 min and confirmed 9 5/8" EZSV runnig otol free by picking up 5 m. Top of packer 1828.6 m.
dTimEnd: 2013-10-27T17:00:00+01:00
dTimStart: 2013-10-27T16:30:00+01:00
md: 1829
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Pumped slug.
dTimEnd: 2013-10-27T17:15:00+01:00
dTimStart: 2013-10-27T17:00:00+01:00
md: 1824
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: POOH with 9 5/8" EZSV running tool from 1824 m to 600 m. Avg tripping speed: 816 m/hrs.
dTimEnd: 2013-10-27T18:45:00+01:00
dTimStart: 2013-10-27T17:15:00+01:00
md: 600
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Filled trip-tank.
dTimEnd: 2013-10-27T19:00:00+01:00
dTimStart: 2013-10-27T18:45:00+01:00
md: 600
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: POOH with 9 5/8" EZSV runing tool from 600 m to 205 m. Avg trippin gspeed: 790 m/hrs.
dTimEnd: 2013-10-27T19:30:00+01:00
dTimStart: 2013-10-27T19:00:00+01:00
md: 205
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Engaged top drive and positioned 9 5/8" EZSV running tool @ 170 m. Broke circulation and conditioned mud with 1500 lpm., 10 bar. Held tool box talk prior to displacement of riser from 1.21 sg OBM to seawater.
dTimEnd: 2013-10-27T20:15:00+01:00
dTimStart: 2013-10-27T19:30:00+01:00
md: 170
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Pumped wash train of 5 m3 base oil, 5 m3 hi-vis pill and 5 m3 soap pill with 1500 lpm, 9 bar. Lined up and displaced riser to seawater with 2400 lpm, 11 bar, 60 RPM. Flushed kill line with seawater.
dTimEnd: 2013-10-27T20:45:00+01:00
dTimStart: 2013-10-27T20:15:00+01:00
md: 170
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: POOH with 9 5/8" EZSV running tool from 205 m to 5 m. Avg trippin gspeed: 660 m/hrs.
dTimEnd: 2013-10-27T21:00:00+01:00
dTimStart: 2013-10-27T20:45:00+01:00
md: 5
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Removed bushings and pulled 9 5/8" EZSV running tool through rotary.
dTimEnd: 2013-10-27T21:15:00+01:00
dTimStart: 2013-10-27T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Closed shear ram, lined up and pressure tested the surface lines to 195 bar for 2 min. Ok. Pressure tested the 9 5/8" EZSV from above to 20/195 bar for 5/10 min. Ok. Pumped a total of 1506 ltrs and bled back same.
dTimEnd: 2013-10-27T22:15:00+01:00
dTimStart: 2013-10-27T21:15:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Opened shear ram, removed auto slips and installed master bushing.
dTimEnd: 2013-10-27T22:30:00+01:00
dTimStart: 2013-10-27T22:15:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: L/D 9 5/8" EZSV running tool.
dTimEnd: 2013-10-27T23:00:00+01:00
dTimStart: 2013-10-27T22:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to nippling down BOP.

Meanhile: shut down production in preparation for nippling down BOP.
dTimEnd: 2013-10-27T23:15:00+01:00
dTimStart: 2013-10-27T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Nippeled down diverter and rigged up for nippling down BOP. 

Meanwhile: shut down production in preparation for nippling down BOP. Production confirmed shut down @23:50.
dTimEnd: 2013-10-28T00:00:00+01:00
dTimStart: 2013-10-27T23:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: