Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-04-08T00:00:00+02:00 to 2013-04-09T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
daysBehind: 20
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-04-09T00:00:00+02:00
dTimDiaHoleStart: 2013-03-23T05:30:00+01:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run and land HPDR.
Test riser and casing.
Nipple up BOP.
hpht: 0
md: 1365
mdCsgLast: 1357.7
mdDiaHoleStart: 257
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 34
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Ran HPDR.
tightWell: 0
tvd: 1345.5
tvdCsgLast: 1334
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2013-04-08T12:00:00+02:00
density: 1.03
md: -999.99
mudClass: other
presBopRating: 345
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Made up connection between riser joints #6 and #7 and re-tested same to 35 bar, test ok.
dTimEnd: 2013-04-08T00:30:00+02:00
dTimStart: 2013-04-08T00:00:00+02:00
md: 65
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: operation failed
comments: RIH with HP Drilling Riser from 65 m to 103 m.
dTimEnd: 2013-04-08T05:30:00+02:00
dTimStart: 2013-04-08T00:30:00+02:00
md: 103
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up handling equipment prior to pick up tension joint. C-plate, long bails and elevators.
dTimEnd: 2013-04-08T06:30:00+02:00
dTimStart: 2013-04-08T05:30:00+02:00
md: 103
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to make up tension joint.
Picked up tension joint, removed lift nubbin and checked seal faces, polished light scratches on tension joint sealface.
Made up connection between riser joints and tested same.
Installed fairings (Anti collision protection).
RIH with HPDR from 103 m to 121 m.

Meanwhile:
Installed second guide wire on WHH.
dTimEnd: 2013-04-08T13:30:00+02:00
dTimStart: 2013-04-08T06:30:00+02:00
md: 121
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up handling equipment prior to pick up BOP joint, drilling bails and BX elevators.
dTimEnd: 2013-04-08T14:30:00+02:00
dTimStart: 2013-04-08T13:30:00+02:00
md: 121
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up BOP joint, removed lift nubbin and checked seal faces.
Made up connection between BOP and tension joints, tested same.

Meanwhile:
Prepared landing joint with side entry sub.
Prepared equipment for installation of tension ring.

dTimEnd: 2013-04-08T17:00:00+02:00
dTimStart: 2013-04-08T14:30:00+02:00
md: 121
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed c-plate.
Prepared to run Claxton tool and BOP joint through rotary.
Removed riser spider.

dTimEnd: 2013-04-08T19:30:00+02:00
dTimStart: 2013-04-08T17:00:00+02:00
md: 121
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran in with HPDR from 121 m to 127 m.
Installed master bushing.

dTimEnd: 2013-04-08T20:00:00+02:00
dTimStart: 2013-04-08T19:30:00+02:00
md: 127
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to land riser.
Picked up and made up landing string to TDS.
Came down to land riser.
Due to sideways movement the riser hit top of guide funnel. The funnel fell off the WHH.

dTimEnd: 2013-04-08T21:00:00+02:00
dTimStart: 2013-04-08T20:00:00+02:00
md: 127
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting.
Recovered riser guide funnel to surface for inspection and repair.

dTimEnd: 2013-04-09T00:00:00+02:00
dTimStart: 2013-04-08T21:00:00+02:00
md: 127
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
Lithology and shows: