Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-26T00:00:00+01:00 to 2014-03-27T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-27T00:00:00+01:00
dTimDiaHoleStart: 2014-03-22T11:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Running production Riser. Land and lock same.
Install centralizers, boat collision stool, Tensioner ring and Tension cylinders.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 34
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Repaired port crane. L/D HPDR Tension joint. 
P/U Production Riser TBC. Tested same. P/U first double to Catwalk.
Waited on weather window for running Production Riser.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-26T21:00:00+01:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Waited on crane repair.
Meanwhile performed maintenance including 5 yearly on choke manifold valve C7.
Assisted on crane repair.
dTimEnd: 2014-03-26T11:00:00+01:00
dTimStart: 2014-03-26T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Prepared deck and removed Production Riser from basket to deck.
dTimEnd: 2014-03-26T13:00:00+01:00
dTimStart: 2014-03-26T11:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: L/O HPDR Tension joint. Removed RT and prepared same for backload.
dTimEnd: 2014-03-26T14:00:00+01:00
dTimStart: 2014-03-26T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered Guide base clamp to WH through RT.
dTimEnd: 2014-03-26T15:00:00+01:00
dTimStart: 2014-03-26T14:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared cutting gear while Crane worked boat. Placed cutting gear on lower deck.
Cleaned and cleared on rig floor and performed maintenance.
dTimEnd: 2014-03-26T19:00:00+01:00
dTimStart: 2014-03-26T15:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held TBT.
P/U Procuction TBC to well center and retracted same. P/U Hotstab from Moonpool to rig floor.
Flushed through Hotstab and inserted into TBC. Function tested TBC.
dTimEnd: 2014-03-26T20:30:00+01:00
dTimStart: 2014-03-26T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited while deck personnel handled shuttle helicopter.
dTimEnd: 2014-03-26T21:30:00+01:00
dTimStart: 2014-03-26T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Placed double Production Riser on Catwalk. Worked on Claxton tool on deck.
M/U lifting tool to double on Catwalk.
dTimEnd: 2014-03-26T23:00:00+01:00
dTimStart: 2014-03-26T21:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited on weather window for running Production Riser.
dTimEnd: 2014-03-27T00:00:00+01:00
dTimStart: 2014-03-26T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: