Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-10-11T00:00:00+02:00 to 2008-10-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
daysBehind: 2.4
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-10-12T00:00:00+02:00
dTimDiaHoleStart: 2008-10-05T20:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Prepare for rigging up WL on F-5.
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 7
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Perform frac job. Final pump rate: Cmt unit 1400 lpm Grizzlies 2400 lpm. WHP 357 bars, total pumped 409 m³ 1.10 SG brine. Rigged down Halliburton surface equipment.


tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Prepared Suction line #2 and mixing pump #1 for transforming brine to the two 4" supply hoses to the Grizzlies. 
Unable to work in derrick due to high winds.

dTimEnd: 2008-10-11T01:00:00+02:00
dTimStart: 2008-10-11T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Abseilers worked in the derrick securing lifting equipment to move PRS to vertical position.

dTimEnd: 2008-10-11T03:00:00+02:00
dTimStart: 2008-10-11T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Removed hatch on Slurry tank, cleaned out skimmer tank. Cleaned lines for frac job in Pit room. Commenced taking on Barite from boat.
Unable to work in derrick due to high winds.

dTimEnd: 2008-10-11T06:00:00+02:00
dTimStart: 2008-10-11T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Recieved 102 MT Barite, 200m³ 1.20 SG Brine and 600m³ drill water.
Continued with production, to inject on F-5 well. 

Parallel activity: Abseilers continued rigging up in preparation for alignment of FWD PRS, upper section of derrick. Fluid end inspection on mud pumps, general maintenance, prepared pad eyes on tensioner deck.
dTimEnd: 2008-10-11T14:15:00+02:00
dTimStart: 2008-10-11T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Halliburton preparing equipment on cantilever prior to frac job on F-5.

Parallel activity: Abseilers down from derrick due to frac job F-5.

dTimEnd: 2008-10-11T14:45:00+02:00
dTimStart: 2008-10-11T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to start frac job on F-5.

dTimEnd: 2008-10-11T15:00:00+02:00
dTimStart: 2008-10-11T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Lined up for frac job, equalized across KWV and Swab, opened same. Commenced pumping 1.10 sg brine with Grizzly pumps at WI pressure 330 bars and took over from production. Production backed down injection and closed PWV, bled of pressure in flow line and opened bled valve on the flow line.
Started to pump 500 lpm with Cmt unit and each Grizzly pump running at 750 lpm. WHP 331 bars.

dTimEnd: 2008-10-11T16:00:00+02:00
dTimStart: 2008-10-11T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Increased rate on Cmt unit in steps to 1400 lpm and Grizzlies 2400 lpm. Final WHP 357 bars, total pumped 409 m³ 1.10 SG brine.

Parallel activity: Mount hoses on HP cleaning hose reel in shaker area.

dTimEnd: 2008-10-11T17:45:00+02:00
dTimStart: 2008-10-11T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Shut in well at XMT. Frac job performance according to plan, frac of the formation not achieved. Commenced to rig down Halliburton surface equipment.

dTimEnd: 2008-10-11T19:00:00+02:00
dTimStart: 2008-10-11T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Continued rigging down Halliburton surface equipment.

Parallel activity: No access in derrick due to high winds. Worked on mud pump #2, cleaned and preserved lifting eyes at wellhead. Continued cleaning out skimmer tank. Cleaned Rig floor equipment in sack store.

dTimEnd: 2008-10-12T00:00:00+02:00
dTimStart: 2008-10-11T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: