Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-04-21T00:00:00+02:00 to 2009-04-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-04-22T00:00:00+02:00
dTimDiaHoleStart: 2009-04-11T00:30:00+02:00
diaHole: 26
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Clean out rathole and drill 3 m of new formation. Circulate to even MW in/out. Perform fit to 1,60 EMW. Drill 17 1/2" hole section to 1600 m MD.
hpht: 0
md: 1400
mdCsgLast: 1388.9
mdDiaHoleStart: 207
mdPlanned: -999.99
mdPlugTop: 1362
mdStrengthForm: 0
reportNo: 16
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Laid out DC and made up BHA. Made repairs on PS-21 slips. Made repairs on TDS. RIH with 17 1/2" BHA from 190 m and tagged cement/plugs at 1359 m MD. Displaced from SW to 1,40 sg OBM. Drilled plugs and shoetrack form 1359 m to 1389,7 m MD. Cleaned out rathole.
tightWell: 0
tvd: 1341
tvdCsgLast: 1331.7
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-04-21T16:00:00+02:00
density: 1.4
locationSample: Reserve pit
md: 1400
mudClass: oil based
presBopRating: 690
pv: 20
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 5
dTim: 2009-04-21T04:00:00+02:00
density: 1.4
locationSample: Reserve pit
md: 1400
mudClass: oil based
presBopRating: 690
pv: 20
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 5
Pore pressure:
Survey stations:
Activities:
comments: RIH with NSP to 140 m MD and set according to Vetco instructions.
dTimEnd: 2009-04-21T01:30:00+02:00
dTimStart: 2009-04-21T00:00:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with NSP RT from 140 m MD to surface. Broke and laid down RT.
dTimEnd: 2009-04-21T02:15:00+02:00
dTimStart: 2009-04-21T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk for making up 17 1/2" drilling BHA.
dTimEnd: 2009-04-21T02:30:00+02:00
dTimStart: 2009-04-21T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Made up 17 1/2" drilling BHA comprising of 17 1/2" bit/PDX5/stab, Powerpulse, ARC, 17" NM stab and stand of 9 1/2" NMDC. Made up x-over to DC.
dTimEnd: 2009-04-21T05:30:00+02:00
dTimStart: 2009-04-21T02:30:00+02:00
md: 55
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up stand of 8,25" DC.  Broke and laid out 8,25" DC singles for onshore inspection.
dTimEnd: 2009-04-21T06:00:00+02:00
dTimStart: 2009-04-21T05:30:00+02:00
md: 55
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Broke and laid out 8,25" DC singles. Ran stand of 8,25" DC, broke and laid out 2 singels.
dTimEnd: 2009-04-21T08:15:00+02:00
dTimStart: 2009-04-21T06:00:00+02:00
md: 55
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up and made up 2 x 8,25" DC and jar. Picked up and made up 2x8,25" DC and intensifier.
dTimEnd: 2009-04-21T10:30:00+02:00
dTimStart: 2009-04-21T08:15:00+02:00
md: 115
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed PS-21 slips.
dTimEnd: 2009-04-21T10:45:00+02:00
dTimStart: 2009-04-21T10:30:00+02:00
md: 115
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Found sheared bolt on actuator for PS-21. Removed PS-21 for repairs. Installed master bushing. Repaired PS-21 slips.
dTimEnd: 2009-04-21T11:30:00+02:00
dTimStart: 2009-04-21T10:45:00+02:00
md: 115
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with 17 1/2" drilling BHA on 5 1/2" DP from 115 m to 194 m MD. Used manual slips. Meanwhile repaired PS-21 slips.
dTimEnd: 2009-04-21T11:45:00+02:00
dTimStart: 2009-04-21T11:30:00+02:00
md: 194
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Isolated TDS for maintenance. Changed out TDS centralizer bushings. Changed die carriers on TDS torque wrench.
dTimEnd: 2009-04-21T13:00:00+02:00
dTimStart: 2009-04-21T11:45:00+02:00
md: 194
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Removed masterbushing and installed PS-21 slips.
dTimEnd: 2009-04-21T13:15:00+02:00
dTimStart: 2009-04-21T13:00:00+02:00
md: 194
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with 17 1/2" drilling BHA on 5 1/2" DP from 194 m to 1000 m MD.
dTimEnd: 2009-04-21T15:00:00+02:00
dTimStart: 2009-04-21T13:15:00+02:00
md: 1000
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Filled drillstring with SW. Tested MWD - ok.
dTimEnd: 2009-04-21T15:45:00+02:00
dTimStart: 2009-04-21T15:00:00+02:00
md: 1000
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RIH with 17 1/2" drilling BHA on 5 1/2" DP from 1000 m to 1323 m MD.
dTimEnd: 2009-04-21T16:45:00+02:00
dTimStart: 2009-04-21T15:45:00+02:00
md: 1323
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Performed choke drill.
dTimEnd: 2009-04-21T17:30:00+02:00
dTimStart: 2009-04-21T16:45:00+02:00
md: 1323
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Held toolbox talk for drilling ahead and dispalcing to 1,40 SG OBM.
dTimEnd: 2009-04-21T17:45:00+02:00
dTimStart: 2009-04-21T17:30:00+02:00
md: 1323
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Washed down from 1323 m and tagged top of cement/plugs at 1359 m MD. Parameters : Flow 3200 lpm / SPP 64 bar / 30 RPM / Torque 10-13 kNm.
dTimEnd: 2009-04-21T19:00:00+02:00
dTimStart: 2009-04-21T17:45:00+02:00
md: 1359
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Held toolbox talk / handover meeting.
dTimEnd: 2009-04-21T19:30:00+02:00
dTimStart: 2009-04-21T19:00:00+02:00
md: 1359
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Lined up for displacement and drained U-tube in surface equipement. Posted personnel.
dTimEnd: 2009-04-21T20:00:00+02:00
dTimStart: 2009-04-21T19:30:00+02:00
md: 1359
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: While drilling on wiper plugs at 1359 m MD - displaced well from SW to 1,40 sg OBM. Displaced mainfold and C/K lines to OBM. Drilling parameters : Flow 3200 lpm / SPP 60 bar increasing to 125 bar / 60 RPM / Torque 12 kNm decreasing to 8 kNm / WOB ~5 MT / ECD 1,38.
dTimEnd: 2009-04-21T22:00:00+02:00
dTimStart: 2009-04-21T20:00:00+02:00
md: 1359
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Drilled on cement plugs at 1359 m MD. Little or no progress was made. Drilling parameters : Flow 3200 lpm / SPP 123 to 118 bar / 40-60 RPM / WOB 5-10 MT / Torque 9-12 kNm. When increasing WOB to 10 MT - observed high stick/slip on MWD.
dTimEnd: 2009-04-22T00:00:00+02:00
dTimStart: 2009-04-21T22:00:00+02:00
md: 1359
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: