Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1997-07-17T00:00:00+02:00 to 1997-07-18T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 162.6
operator: Statoil
rigAlias: name: BYFORD DOLPHIN
name: 341331
Status:
dTim: 1997-07-18T00:00:00+02:00
dTimDiaHoleStart: 1997-07-16T15:30:00+02:00
distDrill: -999.99
elevKelly: 25
fixedRig: false
forecast24Hr: - REMOVE HATCH FROM SLOT NO. 3
- RETRIEVE CORROSION CAP
- ESTABLISH GUIDE WIRES
- RUN BOP AND RISER
hpht: 0
md: -999.99
mdCsgLast: 4643
mdPlanned: -999.99
reportNo: 2
ropCurrent: -999.99
sum24Hr: COMPLETED ANCHOR-HANDLING. VERIFIED PROPER FUNCTION OF BOP ORIENTING
PIN. REMOVED HATCH FROM SLOT S3.
tightWell: 0
waterDepth: 84
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: CONTINUED WITH ANCHOR HANDLING. ANCHOR #1 ON BOTTOM AT 0030 HRS - FAR SERVER. ANCHOR #10 ON BOTTOM 0040 HRS - NORMAN HUNTER. ANCHOR #7 ON BOTTOM 0220 HRS - FAR SERVER. ANCHOR #8 ON BOTTOM 0330 HRS - FAR SERVER. ANCHOR #4 ON BOTTOM 0500 HRS - NORMAN HUNTER. ANCHOR #11 ON BOTTOM 0530 HRS - RED ROOSTER
dTimEnd: 1997-07-17T05:30:00+02:00
dTimStart: 1997-07-17T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- anchor
state: ok
stateDetailActivity: success
comments: ANCHOR # 2 ON BOTTOM 0545 HRS - FAR SERVER ANCHOR # 11 ON BOTTOM 0600 HRS - RED ROOSTER
dTimEnd: 1997-07-17T06:00:00+02:00
dTimStart: 1997-07-17T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- anchor
state: ok
stateDetailActivity: success
comments: COMPLETED ANCHOR-HANDLING: NO. 5 ON BOTTOM 0615 HRS.
dTimEnd: 1997-07-17T08:00:00+02:00
dTimStart: 1997-07-17T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- anchor
state: ok
stateDetailActivity: success
comments: BALLASTED RIG DOWN TO DRILLING DRAFT.
dTimEnd: 1997-07-17T15:30:00+02:00
dTimStart: 1997-07-17T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- transit
state: ok
stateDetailActivity: success
comments: PRE-TENSIONED ALL ANCHORS TO 140 T. HAD TO RE-SET ANCHOR NO. 1.
dTimEnd: 1997-07-17T21:30:00+02:00
dTimStart: 1997-07-17T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- anchor
state: ok
stateDetailActivity: success
comments: P/U THORT, R/U BOP TO TEST SPOOL AND RE-PERFORMED DUMMY RUN TO SET ORIENTATION.
dTimEnd: 1997-07-17T23:00:00+02:00
dTimStart: 1997-07-17T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: MOVED RIG 20 M TO STB AND RIGGED DOWN BOP SET UP.
dTimEnd: 1997-07-18T00:00:00+02:00
dTimStart: 1997-07-17T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- position
state: ok
stateDetailActivity: success
Lithology and shows: