Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2016-09-07T00:00:00+02:00 to 2016-09-08T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
daysBehind: 2.4
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-08T00:00:00+02:00
dTimDiaHoleStart: 2016-08-28T17:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Tag TOC w/ 10 ton
- Release spear and POOH with spear BHA
- Wash surface seal assy area
- Retrieve MS-T surface seal
- Cut 10 3/4" tie-back casing
- Pull 10 3/4" tie-back casing
- Release tie-back adapter
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2949
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 11
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - POOH w/ 7" tubing from 2774 m to 2186 m
- Displaced well to SW
- Placed balanced cement plug in 9 5/8" casing
- WOC
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: POOH w/ 7" tubing from 2744 mMD to 2557 mMD. Avg pulling speed 6,5 jnts/hr.
dTimEnd: 2016-09-07T02:00:00+02:00
dTimStart: 2016-09-07T00:00:00+02:00
md: 2557
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ 7" tubing from 2557 mMD to 2463 mMD. Avg pulling speed 8 jnts/hr.
dTimEnd: 2016-09-07T03:00:00+02:00
dTimStart: 2016-09-07T02:00:00+02:00
md: 2463
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ 7" tubing from 2463 mMD to 2351 mMD. Avg pulling speed 10 jnts/hr.
dTimEnd: 2016-09-07T04:00:00+02:00
dTimStart: 2016-09-07T03:00:00+02:00
md: 2351
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ 7" tubing from 2351 mMD to 2265 mMD. Avg pulling speed 6 jnts/hr.
dTimEnd: 2016-09-07T05:00:00+02:00
dTimStart: 2016-09-07T04:00:00+02:00
md: 2276
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ 7" tubing from 2265 mMD to 2257 mMD.
L/D DHSV assy
dTimEnd: 2016-09-07T05:15:00+02:00
dTimStart: 2016-09-07T05:00:00+02:00
md: 2257
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ 7" tubing from 2257 mMD to 2186 mMD. Avg pulling speed 11 jnts/hr.
dTimEnd: 2016-09-07T05:45:00+02:00
dTimStart: 2016-09-07T05:15:00+02:00
md: 2186
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Counted joints on deck.
Prepared to RIH with tubing on 5 1/2" DP
dTimEnd: 2016-09-07T06:00:00+02:00
dTimStart: 2016-09-07T05:45:00+02:00
md: 2186
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U swedge with pre-installed combination wiper.
dTimEnd: 2016-09-07T07:00:00+02:00
dTimStart: 2016-09-07T06:00:00+02:00
md: 2186
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for R/D casing equipment
dTimEnd: 2016-09-07T07:15:00+02:00
dTimStart: 2016-09-07T07:00:00+02:00
md: 2186
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D casing handling equipment.
Removed control line spool.
dTimEnd: 2016-09-07T08:00:00+02:00
dTimStart: 2016-09-07T07:15:00+02:00
md: 2186
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed BX elevator inserts to 5 1/2" DP.
Meanwhile: Cleaned and cleared drill floor.
dTimEnd: 2016-09-07T08:15:00+02:00
dTimStart: 2016-09-07T08:00:00+02:00
md: 2186
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: P/U and M/U 5 1/2" stand, M/U to swedge.
Changed to PS-21 slips and function tested same.
dTimEnd: 2016-09-07T08:30:00+02:00
dTimStart: 2016-09-07T08:15:00+02:00
md: 2188
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH closed ended w/ tubing on 5 1/2"  DP from 2188 m to 2460 m. Avg. tripping speed 530 m/hr.
dTimEnd: 2016-09-07T09:00:00+02:00
dTimStart: 2016-09-07T08:30:00+02:00
md: 2460
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Filled pipe
dTimEnd: 2016-09-07T09:15:00+02:00
dTimStart: 2016-09-07T09:00:00+02:00
md: 2460
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH closed ended w/ tubing on 5 1/2"  DP from 2460 m to 2770 m. Avg. tripping speed 530 m/hr.
dTimEnd: 2016-09-07T10:00:00+02:00
dTimStart: 2016-09-07T09:15:00+02:00
md: 2770
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed TBT for displacement
Observed losses on TT due to heavy fluid in annulus seeping past pre-installed wiper in tubing.
dTimEnd: 2016-09-07T10:15:00+02:00
dTimStart: 2016-09-07T10:00:00+02:00
md: 2770
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: P/U and M/U pump-in sub.
Installed lo-torque valve.
dTimEnd: 2016-09-07T10:45:00+02:00
dTimStart: 2016-09-07T10:15:00+02:00
md: 2770
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Lined up to rig pumps.
Initiated circulation, staged up pumps to 3000 lpm / 153 bar.
Displaced well to SW.
dTimEnd: 2016-09-07T11:30:00+02:00
dTimStart: 2016-09-07T10:45:00+02:00
md: 2770
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U 1 m above combination wiper after 51 m3 of SW pumped.
Continued displacing well to SW at 2200 lpm / 58 bar, until OIW content below 30ppm.
Pumped totally 151 m3 of SW.
dTimEnd: 2016-09-07T12:45:00+02:00
dTimStart: 2016-09-07T11:30:00+02:00
md: 2769
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed cement hose
Meanwhile: Performed TBT for cement job
dTimEnd: 2016-09-07T13:00:00+02:00
dTimStart: 2016-09-07T12:45:00+02:00
md: 2769
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Balanced cement plug in 9 5/8" csg (2769 m - 2569 m ): Pumped 20 m3 wash pill, 2300 lpm/ 60 bar. Mixed and pumped 9,4 m3 of 1,90 SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 2890 l of FW. Zeroed stroke counters. R/D cement hose.
Displaced the cement with 39,6 m3 (1788 strokes) of SW, 3200 lpm/ 90 bar, using rig pumps.
dTimEnd: 2016-09-07T14:45:00+02:00
dTimStart: 2016-09-07T13:00:00+02:00
md: 2769
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: B/O and L/D pump-in sub.
dTimEnd: 2016-09-07T15:00:00+02:00
dTimStart: 2016-09-07T14:45:00+02:00
md: 2769
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH w/ tubing restricted on 5 1/2"  DP from 2769 m to 2570 m. 4 min/std.
dTimEnd: 2016-09-07T15:45:00+02:00
dTimStart: 2016-09-07T15:00:00+02:00
md: 2570
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: M/U pup with pre-installed sponge ball.
Lined up to discharge returns.
Pumped 10m3 hi-vis pill.
Circulated 4,3 x B/U, 2300 lpm/ 55 bar.
dTimEnd: 2016-09-07T17:45:00+02:00
dTimStart: 2016-09-07T15:45:00+02:00
md: 2570
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: M/U BOP cleaning tool
dTimEnd: 2016-09-07T18:00:00+02:00
dTimStart: 2016-09-07T17:45:00+02:00
md: 2570
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Cleaned BOP 10 x passes, 1500 lpm.
dTimEnd: 2016-09-07T18:30:00+02:00
dTimStart: 2016-09-07T18:00:00+02:00
md: 2570
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH 1 stand, L/D BOP cleaning tool
dTimEnd: 2016-09-07T19:00:00+02:00
dTimStart: 2016-09-07T18:30:00+02:00
md: 2540
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH w/ tubing on 5 1/2"  DP from 2540 m to 2177 m. Avg. tripping speed 300 m/hr.
dTimEnd: 2016-09-07T20:00:00+02:00
dTimStart: 2016-09-07T19:00:00+02:00
md: 2177
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Changed elevator inserts to 7".
Meanwhile: Performed TBT for R/U casing tong
dTimEnd: 2016-09-07T20:15:00+02:00
dTimStart: 2016-09-07T20:00:00+02:00
md: 2177
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U casing tong.
dTimEnd: 2016-09-07T20:30:00+02:00
dTimStart: 2016-09-07T20:15:00+02:00
md: 2177
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: B/O pup and swedge, L/D same.
dTimEnd: 2016-09-07T20:45:00+02:00
dTimStart: 2016-09-07T20:30:00+02:00
md: 2177
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed elevator inserts to 5 1/2"
R/D casing tong.
dTimEnd: 2016-09-07T21:00:00+02:00
dTimStart: 2016-09-07T20:45:00+02:00
md: 2177
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U 7" spear BHA from HTS.
dTimEnd: 2016-09-07T21:15:00+02:00
dTimStart: 2016-09-07T21:00:00+02:00
md: 2177
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Engaged spear in 7" tubing at surface.
RIH w/ tubing on 5 1/2" DP from 2177 m to 2508 m. Avg. tripping speed 440 m/hr.
dTimEnd: 2016-09-07T22:00:00+02:00
dTimStart: 2016-09-07T21:15:00+02:00
md: 2508
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: WOC
Meanwhile: Serviced TDS. Removed casing tong for pulling 7" tubing. Installed casing tong for pulling 10 3/4" casing in fox hole.
dTimEnd: 2016-09-08T00:00:00+02:00
dTimStart: 2016-09-07T22:00:00+02:00
md: 2508
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
Lithology and shows: