Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-07-21T00:00:00+02:00 to 2008-07-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-07-22T00:00:00+02:00
dTimDiaHoleStart: 2008-07-15T18:30:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 9 5/8" x 10 3/4" casing. Circulate prior to cement job. 
hpht: 0
md: 2927
mdCsgLast: 1404.7
mdDiaHoleStart: 1418
mdPlanned: -999.99
mdStrengthForm: 1415
presTestType: formation integrity test
reportNo: 22
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Resumed work after waiting for exhaust fumes to clear rig floor. Retrieved wear bushing. R/U for RIH with 9 5/8" x 10 3/4" casing. Serviced TDS. Derrick inspection. Changed dies in AFT & FWD PRS's. RIH with Shoe track.
tightWell: 0
tvd: 2614
tvdCsgLast: 1340.3
tvdStrengthForm: 1346
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-07-21T22:00:00+02:00
density: 1.42
locationSample: Active pit
md: 2927
mudClass: oil based
presBopRating: 345
pv: 25
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 12.5
dTim: 2008-07-21T13:00:00+02:00
density: 1.42
locationSample: Active pit
md: 2927
mudClass: oil based
presBopRating: 345
pv: 25
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 12.5
Pore pressure:
dTim: 2008-07-22T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1415
readingKind: estimated
Survey stations:
Activities:
comments: Continued laying out 12¼" drilling BHA, Bit and Powerdrive.
dTimEnd: 2008-07-21T00:30:00+02:00
dTimStart: 2008-07-21T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleared and cleaned drill floor.

dTimEnd: 2008-07-21T00:45:00+02:00
dTimStart: 2008-07-21T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held tool box talk and picked up and made up jet sub and wear bushing RT. Stopped operations due to exhaust fumes on drill floor. Waiting time recorded on F-99.

dTimEnd: 2008-07-21T01:30:00+02:00
dTimStart: 2008-07-21T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and continued making up wear bushing RT. RIH and retrieved the wear bushing at 139 m. Washed the WH. POOH with wear bushing.
dTimEnd: 2008-07-21T19:00:00+02:00
dTimStart: 2008-07-21T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to service TDS, derrick inspection and change dies in AFT PRS.
dTimEnd: 2008-07-21T19:15:00+02:00
dTimStart: 2008-07-21T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Laid out the wear bushing and the RT.

dTimEnd: 2008-07-21T19:30:00+02:00
dTimStart: 2008-07-21T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed derrick inspection.

dTimEnd: 2008-07-21T20:15:00+02:00
dTimStart: 2008-07-21T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Serviced the TDS and inspected for loose items.

dTimEnd: 2008-07-21T20:45:00+02:00
dTimStart: 2008-07-21T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Changed dies in AFT PRS and inspected rollers in AFT and FWD PRS's.

dTimEnd: 2008-07-21T21:45:00+02:00
dTimStart: 2008-07-21T20:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor.

dTimEnd: 2008-07-21T22:15:00+02:00
dTimStart: 2008-07-21T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Removed 5½" elevators and bails from the rig floor.

dTimEnd: 2008-07-21T22:30:00+02:00
dTimStart: 2008-07-21T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Made up FAC tool to TDS. Installed casing bails.

dTimEnd: 2008-07-21T23:45:00+02:00
dTimStart: 2008-07-21T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged up casing elevator.

dTimEnd: 2008-07-22T00:00:00+02:00
dTimStart: 2008-07-21T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: