Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2012-09-15T00:00:00+02:00 to 2012-09-16T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2012-09-16T00:00:00+02:00
dTimDiaHoleStart: 2012-09-11T07:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: -999.99
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 5
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Logged RST-D in IC mode pass#3. POOH. R/D  and handed well over to production department.
tightWell: 0
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Logged RST-D in IC mode pass#3 from 3380 to 3250 m at 0,5 m/min.
dTimEnd: 2012-09-15T06:00:00+02:00
dTimStart: 2012-09-15T00:00:00+02:00
md: 3180
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued logging RST-D in IC mode pass#3 from 3250 to 3220 m at 0,5 m/min.
dTimEnd: 2012-09-15T07:40:00+02:00
dTimStart: 2012-09-15T06:00:00+02:00
md: 3220
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH from 3220 m to surface. WHP:42 bar.
dTimEnd: 2012-09-15T09:30:00+02:00
dTimStart: 2012-09-15T07:40:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: OOH. Closed in SWAB and HMV. Inflow tested same. Opened HMV and inflow tested DHSV.
dTimEnd: 2012-09-15T11:00:00+02:00
dTimStart: 2012-09-15T09:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: L/D upper lubricator on drill floor and removed BHA#1, RST-D logging tool.
dTimEnd: 2012-09-15T12:30:00+02:00
dTimStart: 2012-09-15T11:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed brief prior to rig down.
dTimEnd: 2012-09-15T13:00:00+02:00
dTimStart: 2012-09-15T12:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Lifted lower lubricator to rig floor with top drive. Lifted BOP away in moon pool. R/D lower riser.
dTimEnd: 2012-09-15T15:10:00+02:00
dTimStart: 2012-09-15T13:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Removed chiksan manifold on KWV and installed end cap. Installed XMT top cap. Leak tested KWV end cap and XMT top cap to 20/345 bar for 5/10 min. Disconnected local panal for HMV and DHSV. Handed well over to production department.
---------------------------------------- END OF OPERATION-------------------------------------------------
dTimEnd: 2012-09-15T19:00:00+02:00
dTimStart: 2012-09-15T15:10:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: