Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-06-12T00:00:00+02:00 to 2009-06-13T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-06-13T00:00:00+02:00
dTimDiaHoleStart: 2009-06-03T17:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Clean Riser. Retrieve seat protector. Nipple down BOP / diverter.
hpht: 0
md: 5331
mdCsgLast: 3441
mdDiaHoleStart: 5331
mdPlanned: -999.99
mdStrengthForm: 3439
presTestType: formation integrity test
reportNo: 68
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Pumped 30m3 1,51 sg Hi-Vis pill. 3000 l/min, 267 bar.  Mixed and pumped 41,9m3 1,92 sg "G" cement slurry. L/D 5 1/2" DP from 1100m to 356m MD. RIH with Bull nose and Jetting tool from surface to 1100m MD. Waited on cement.
tightWell: 0
tvdCsgLast: 2654
tvdStrengthForm: 2654
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-06-12T22:30:00+02:00
density: 1.5
locationSample: Active pit
md: 1205
mudClass: oil based
presBopRating: 690
pv: 42
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 15
dTim: 2009-06-12T11:00:00+02:00
density: 1.5
locationSample: Active pit
md: 1205
mudClass: oil based
presBopRating: 690
pv: 41
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11.5
Pore pressure:
Survey stations:
Activities:
comments: POOH with seal protector RT. Re-set NSP RT, L/D same on deck.
dTimEnd: 2009-06-12T00:30:00+02:00
dTimStart: 2009-06-12T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Tool Box Talk prior to RIH with 3 1/2" cement stinger on 5 1/2" DP.
dTimEnd: 2009-06-12T00:45:00+02:00
dTimStart: 2009-06-12T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed to 3 1/2" inserts in elevator. Installed PS-21 slips.
dTimEnd: 2009-06-12T01:15:00+02:00
dTimStart: 2009-06-12T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed dies in iron roughneck and PS-21 slips.
dTimEnd: 2009-06-12T02:15:00+02:00
dTimStart: 2009-06-12T01:15:00+02:00
md: 356
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: RIH with 3 1/2" DP from surface to 356m
dTimEnd: 2009-06-12T03:30:00+02:00
dTimStart: 2009-06-12T02:15:00+02:00
md: 356
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Changed from 3 1/2" to 5 1/2" pipe handling equipment.
dTimEnd: 2009-06-12T04:15:00+02:00
dTimStart: 2009-06-12T03:30:00+02:00
md: 356
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with cement string from 356m to 1481m MD.
dTimEnd: 2009-06-12T06:00:00+02:00
dTimStart: 2009-06-12T04:15:00+02:00
md: 1481
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Held Tool Box Talk prior to spotting Hi-Vis pill.
dTimEnd: 2009-06-12T06:15:00+02:00
dTimStart: 2009-06-12T06:00:00+02:00
md: 1481
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Broke circulation and verified steady parameters. 3040 l/min, 290 bar. RIH from 1480m to 1580m MD.
dTimEnd: 2009-06-12T07:00:00+02:00
dTimStart: 2009-06-12T06:15:00+02:00
md: 1481
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pumped and displaced 30m3 1,51 sg Hi-Vis pill. 3000 l/min, 267 bar.
dTimEnd: 2009-06-12T07:30:00+02:00
dTimStart: 2009-06-12T07:00:00+02:00
md: 1580
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH from 1580m to 1485m MD.
dTimEnd: 2009-06-12T08:00:00+02:00
dTimStart: 2009-06-12T07:30:00+02:00
md: 1485
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Circulated bottoms up at 1485m MD. 3000 l/min, 260 bar.
dTimEnd: 2009-06-12T09:45:00+02:00
dTimStart: 2009-06-12T08:00:00+02:00
md: 1485
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and installed pump-in sub assembly.
dTimEnd: 2009-06-12T10:00:00+02:00
dTimStart: 2009-06-12T09:45:00+02:00
md: 1485
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pumped 15m3 1,70 sg spacer. 1330 l/min, 62 bar. Chased to rig floor with 800 ltrs. OBM.
dTimEnd: 2009-06-12T10:15:00+02:00
dTimStart: 2009-06-12T10:00:00+02:00
md: 1485
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Troubleshot blockage from cement tank to surge tank.
dTimEnd: 2009-06-12T11:30:00+02:00
dTimStart: 2009-06-12T10:15:00+02:00
md: 1485
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: operation failed
comments: Mixed and pumped 41,9m3 1,92 sg "G" cement slurry.
dTimEnd: 2009-06-12T12:30:00+02:00
dTimStart: 2009-06-12T11:30:00+02:00
md: 1485
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: B/O and L/D pump-in sub assembly.
dTimEnd: 2009-06-12T12:45:00+02:00
dTimStart: 2009-06-12T12:30:00+02:00
md: 1485
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with cement string from 1485m to 1100m MD.
dTimEnd: 2009-06-12T14:00:00+02:00
dTimStart: 2009-06-12T12:45:00+02:00
md: 1100
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Inserted 2 sponge balls and flushed string. 3200 l/min, 275 bar, 60 rpm, 2 kNm. Meanwhile filled trip tank.
dTimEnd: 2009-06-12T14:30:00+02:00
dTimStart: 2009-06-12T14:00:00+02:00
md: 1100
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pumped and displaced 4,7m3 1,71 sg slug.
dTimEnd: 2009-06-12T15:00:00+02:00
dTimStart: 2009-06-12T14:30:00+02:00
md: 1100
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held Tool Box Talk prior to L/D 5 1/2" DP on deck. Meanwhile troubleshot HTS conveyor.
dTimEnd: 2009-06-12T15:30:00+02:00
dTimStart: 2009-06-12T15:00:00+02:00
md: 1100
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH and L/D 5 1/2" DP from 1100m to 629m MD.
dTimEnd: 2009-06-12T17:45:00+02:00
dTimStart: 2009-06-12T15:30:00+02:00
md: 629
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Waited on cement to set up. meanwhile troubleshot malfunction on HTS conveyor belt.
dTimEnd: 2009-06-12T23:15:00+02:00
dTimStart: 2009-06-12T17:45:00+02:00
md: 629
phase: fixed
proprietaryCode: plug abandon -- wait
state: ok
stateDetailActivity: success
comments: POOH and L/D 5 1/2" DP from 629m to 528m MD.
dTimEnd: 2009-06-13T00:00:00+02:00
dTimStart: 2009-06-12T23:15:00+02:00
md: 528
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
Lithology and shows: