Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-08-31T00:00:00+02:00 to 2013-09-01T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-01T00:00:00+02:00
dTimDiaHoleStart: 2013-08-29T15:30:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue RIH 9 5/8" casing stands from derrick.
P/U and M/U x-over joint and two single joints from deck.
RIH 10 3/4" casing in stands from derrick.
M/U casing hanger, RIH on HWDP landing string.
Land casing and circulate prior to cementing.
hpht: 0
md: 3097
mdCsgLast: 2595.4
mdDiaHoleStart: 2617
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: POOH with 12 1/4" BHA and drop gyro on 5 1/2" DP.
L/D BHA.
Retrieved wear bushing and jetted wellhead area.
Performed slip & cut.
R/U for running 9 5/8" casing.
P/U and RIH shoe joint, M/U stand w/ two intermediates and LC joint.
tightWell: 0
tvd: 2901.4
tvdCsgLast: 2446.8
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-08-31T21:00:00+02:00
density: 1.28
locationSample: Flowline
md: 3067
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11
dTim: 2013-08-31T10:00:00+02:00
density: 1.28
locationSample: Flowline
md: 2953
mudClass: oil based
presBopRating: 345
pv: 32
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
Pore pressure:
Survey stations:
Activities:
comments: POOH w/ 12 1/4" BHA. Controlled speed while monitoring volumes with rig sensors. 
Meanwhile arranged wind protection and re-booted logging unit.
dTimEnd: 2013-08-31T01:00:00+02:00
dTimStart: 2013-08-31T00:00:00+02:00
md: 2700
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: POOH w/ 12 1/4" BHA and drop gyro into the casing shoe.
dTimEnd: 2013-08-31T01:30:00+02:00
dTimStart: 2013-08-31T01:00:00+02:00
md: 2590
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min. Well stable.
dTimEnd: 2013-08-31T01:45:00+02:00
dTimStart: 2013-08-31T01:30:00+02:00
md: 2590
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH w/ 12 1/4"  BHA on 5 1/2" DP from 2590 m to 448 m . Avg. tripping speed 856 m/hr.
dTimEnd: 2013-08-31T03:45:00+02:00
dTimStart: 2013-08-31T01:45:00+02:00
md: 448
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Took rotational shot surveys as per Scientific instructions.
dTimEnd: 2013-08-31T04:15:00+02:00
dTimStart: 2013-08-31T03:45:00+02:00
md: 448
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH with 12 1/4" BHA from 448 m to 247 m.
dTimEnd: 2013-08-31T04:30:00+02:00
dTimStart: 2013-08-31T04:15:00+02:00
md: 247
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flow checked well for 15 min prior to pull BHA through BOP. Well stable. Hold TBT for handling BHA.
dTimEnd: 2013-08-31T04:45:00+02:00
dTimStart: 2013-08-31T04:30:00+02:00
md: 247
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH 12 1/4" BHA on HWDP. Racked HWDP stands.
dTimEnd: 2013-08-31T05:00:00+02:00
dTimStart: 2013-08-31T04:45:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Recovered gyro tool string and L/D same.
dTimEnd: 2013-08-31T05:15:00+02:00
dTimStart: 2013-08-31T05:00:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Removed PS21 slips and installed master bushings.
dTimEnd: 2013-08-31T05:45:00+02:00
dTimStart: 2013-08-31T05:15:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: L/D 12 1/4" BHA from 125 m to 32 m as per Baker DD lay down plan.
dTimEnd: 2013-08-31T08:15:00+02:00
dTimStart: 2013-08-31T05:45:00+02:00
md: 32
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Plugged into OnTrak and downloaded data.
dTimEnd: 2013-08-31T09:00:00+02:00
dTimStart: 2013-08-31T08:15:00+02:00
md: 28
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH to 3 m, plugged into CoPilot and downloaded data.
dTimEnd: 2013-08-31T10:00:00+02:00
dTimStart: 2013-08-31T09:00:00+02:00
md: 3
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Cleaned and layed out BHA, inspected bit. Bit grading: 0-2-WT-T-X-1/16-NO-TD.
dTimEnd: 2013-08-31T11:00:00+02:00
dTimStart: 2013-08-31T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rigfloor.
dTimEnd: 2013-08-31T11:30:00+02:00
dTimStart: 2013-08-31T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Picked up bullnose jetting sub and WBRRT.
dTimEnd: 2013-08-31T12:00:00+02:00
dTimStart: 2013-08-31T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH to 138 m, restricted speed due to fullbore tool. M/U TDS and jetted well head area with 1500 lpm, 15 bar.
dTimEnd: 2013-08-31T12:45:00+02:00
dTimStart: 2013-08-31T12:00:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH from 138 m to 181 m, set down 5 tons and checked measurement for casing hanger run. Pulled WB with 37 tons overpull.
dTimEnd: 2013-08-31T13:15:00+02:00
dTimStart: 2013-08-31T12:45:00+02:00
md: 181
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH from 181 m to 138 m, jetted wellhead area with 1500 lpm, 15 bar. Dropped drift and POOH to surface. L/D WB, reset tool and L/D same.
dTimEnd: 2013-08-31T14:30:00+02:00
dTimStart: 2013-08-31T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rigfloor.
dTimEnd: 2013-08-31T15:00:00+02:00
dTimStart: 2013-08-31T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Moved Weatherford tong into position, arranged hoses and JAM unit.
dTimEnd: 2013-08-31T15:30:00+02:00
dTimStart: 2013-08-31T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Hold TBT prior to slip and cut operation.
dTimEnd: 2013-08-31T15:45:00+02:00
dTimStart: 2013-08-31T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Rigged up, slipped and cut 44 m drill line. Cleaned and cleared rig floor.
dTimEnd: 2013-08-31T17:30:00+02:00
dTimStart: 2013-08-31T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Calibrated blocks with both rig and Baker systems.
dTimEnd: 2013-08-31T18:00:00+02:00
dTimStart: 2013-08-31T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Tidied rigfloor prior to rigging up casing equipment.
dTimEnd: 2013-08-31T18:45:00+02:00
dTimStart: 2013-08-31T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/U handling equipment for 9 5/8" casing. Changed bails and installed elevators, function tested same. Removed bushings and installed FMS. Function tested same.
dTimEnd: 2013-08-31T22:30:00+02:00
dTimStart: 2013-08-31T18:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to pick up shoe joint.
dTimEnd: 2013-08-31T22:45:00+02:00
dTimStart: 2013-08-31T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U 9 5/8" shoe joint from deck, checked float ok.
dTimEnd: 2013-08-31T23:00:00+02:00
dTimStart: 2013-08-31T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed Weatherford fill-up tool. Installed bypass baffle.
dTimEnd: 2013-08-31T23:30:00+02:00
dTimStart: 2013-08-31T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: M/U shoe joint to float collar/intermediate stand from derrick. Thread locked connection.
dTimEnd: 2013-09-01T00:00:00+02:00
dTimStart: 2013-08-31T23:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: