Daily Drilling Report
Well: NO 15/9-F-1 A
Report period: 2013-08-27T00:00:00+02:00 to 2013-08-28T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-20T05:00:00+02:00
dateDrillComplete: 2013-08-29
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-08-28T00:00:00+02:00
dTimDiaHoleStart: 2013-08-26T22:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: L/D 3 1/2" cement stinger.
Test BOP.
M/U and RIH 12 1/4" BHA.
hpht: 0
md: 2545
mdCsgLast: 2595.4
mdDiaHoleStart: 3682
mdPlanned: -999.99
mdPlugTop: 2545
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 5
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: RIH with cement stinger.
Set cement plugs #1 to #4.
tightWell: 0
tvdCsgLast: 2446.8
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-08-27T12:00:00+02:00
density: 1.32
locationSample: Flowline
md: 3682
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
dTim: 2013-08-27T03:00:00+02:00
density: 1.32
locationSample: Flowline
md: 2600
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
Pore pressure:
Survey stations:
Activities:
comments: Picked up, made up and RIH with open ended 3 1/2" cement stinger from 40 to 317 m.
dTimEnd: 2013-08-27T01:15:00+02:00
dTimStart: 2013-08-27T00:00:00+02:00
md: 317
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Installed x/o, changed elevator inserts to 5 1/2", M/U stand and changed slip inserts to 5 1/2".
dTimEnd: 2013-08-27T02:00:00+02:00
dTimStart: 2013-08-27T01:15:00+02:00
md: 317
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH w/ 3 1/2" cement stinger on 5 1/2"  DP from 317 m to 1366 m.
dTimEnd: 2013-08-27T03:00:00+02:00
dTimStart: 2013-08-27T02:00:00+02:00
md: 1366
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Hydraulic fitting broke on auto slips. Replaced same.
dTimEnd: 2013-08-27T03:15:00+02:00
dTimStart: 2013-08-27T03:00:00+02:00
md: 1366
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH on 5 1/2"  DP from 1366 m to 2580 m . Avg. tripping speed 1214 m/hr.
dTimEnd: 2013-08-27T04:15:00+02:00
dTimStart: 2013-08-27T03:15:00+02:00
md: 2580
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Took up and down weights. RIH in open hole from 2595 m to 3141 m. Restricted speed due to open endend DP in open hole.
dTimEnd: 2013-08-27T05:00:00+02:00
dTimStart: 2013-08-27T04:15:00+02:00
md: 3141
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Broke circ. with 1000 lpm, 20 bar.
dTimEnd: 2013-08-27T05:15:00+02:00
dTimStart: 2013-08-27T05:00:00+02:00
md: 3141
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH from 3141 m to 3670 m . Avg. tripping speed 529 m/hr. Restricted speed due to open ended pipe.

dTimEnd: 2013-08-27T06:15:00+02:00
dTimStart: 2013-08-27T05:15:00+02:00
md: 3670
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: M/U TDS and washed in from 3670 m to bottom at 3682 m, 500 lpm, 27 bar. Tagged bottom.
dTimEnd: 2013-08-27T06:30:00+02:00
dTimStart: 2013-08-27T06:15:00+02:00
md: 3682
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pulled back to 3673 m and circulated prior to cement job 2450 l/min/ 205 bar, 60 rpm. Reciprocated string.
dTimEnd: 2013-08-27T08:15:00+02:00
dTimStart: 2013-08-27T06:30:00+02:00
md: 3673
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Spaced out string, M/U cement assy and surface line. Tested line to 20/200 bar for 5 min.
dTimEnd: 2013-08-27T08:30:00+02:00
dTimStart: 2013-08-27T08:15:00+02:00
md: 3677
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Balanced cement plug #1 (3682 - 3387 m): Pumped 11,6 m3 of 1,60 SG spacer, 800 l/min/ 30 bar. Mixed and pumped 14 m3 of 1,90 SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 890 l of drill water. Zeroed volume counters. Pumped 3,6 m3 of 1,60 SG spacer. Displaced the cement with 29,1 m3 (1340 strokes) of mud, 2450 l/min/ 150 - 190 bar at 60 RPM.
dTimEnd: 2013-08-27T10:00:00+02:00
dTimStart: 2013-08-27T08:30:00+02:00
md: 3677
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Broke out surface line and L/D cement assy.
dTimEnd: 2013-08-27T10:15:00+02:00
dTimStart: 2013-08-27T10:00:00+02:00
md: 3677
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pulled out of cement to 3387 m MD. Pulled dry, 2 - 3 min/ stand.
dTimEnd: 2013-08-27T11:00:00+02:00
dTimStart: 2013-08-27T10:15:00+02:00
md: 3387
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Circulated out excess cement and spacer 2450 l/min/ 203 bar, 80 rpm. Reciprocated string.
dTimEnd: 2013-08-27T12:45:00+02:00
dTimStart: 2013-08-27T11:00:00+02:00
md: 3387
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: M/U cement assy and installed surface line. Tested surface line to 20/200 bar for 5 min.
dTimEnd: 2013-08-27T13:15:00+02:00
dTimStart: 2013-08-27T12:45:00+02:00
md: 3387
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Balanced cement plug #2 (3387 m - 3092 m): Pumped 11,6 m3 of 1,60 SG spacer, 800 l/min/ 22 bar. Mixed and pumped 14 m3 of 1,90 SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 890 l of drill water. Zeroed volume counters. Pumped  3,61 m3 of 1,60 SG spacer from surface lines. Displaced the cement with 25,9 m3 (1193 strokes) of mud, 2450 l/min/ 170 bar at 60 RPM.
dTimEnd: 2013-08-27T14:30:00+02:00
dTimStart: 2013-08-27T13:15:00+02:00
md: 3387
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Broke off surface line and L/D cement assy.
dTimEnd: 2013-08-27T14:45:00+02:00
dTimStart: 2013-08-27T14:30:00+02:00
md: 3387
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pulled out of cement to 3090 m MD. Pulled dry, 2 -3 min/stand.
dTimEnd: 2013-08-27T15:15:00+02:00
dTimStart: 2013-08-27T14:45:00+02:00
md: 3090
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Circulated out excess cement and spacer 2450 l/min/ 190 bar, 80 rpm. Reciprocated string.
dTimEnd: 2013-08-27T17:30:00+02:00
dTimStart: 2013-08-27T15:15:00+02:00
md: 3090
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: M/U cement assy and installed surface line. Tested surface line to 20/200 bar for 5 min.
dTimEnd: 2013-08-27T18:00:00+02:00
dTimStart: 2013-08-27T17:30:00+02:00
md: 3090
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Balanced cement plug #3 (3092 m - 2797 m): Pumped 11,6 m3 of 1,60 SG spacer, 800 l/min/ 10 - 22 bar. Mixed and pumped 14 m3 of 1,90 SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 890 l of drill water. Zeroed volume counters. Pumped 3,6 m3 of 1,60 SG spacer from surface lines. Displaced the cement with 22,6 m3 (1041 strokes) of mud, 2500 l/min/ 116 - 153 bar at 20 RPM.
dTimEnd: 2013-08-27T19:15:00+02:00
dTimStart: 2013-08-27T18:00:00+02:00
md: 3090
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Broke off surface line and L/D cement assy.
dTimEnd: 2013-08-27T19:30:00+02:00
dTimStart: 2013-08-27T19:15:00+02:00
md: 3090
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pulled out of cement to 2795 m MD. Pulled dry, 2 - 3 min/stand.
dTimEnd: 2013-08-27T20:00:00+02:00
dTimStart: 2013-08-27T19:30:00+02:00
md: 2795
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Circulated out excess cement and spacer 2500 l/min/ 180 bar, 60 rpm. Reciprocated string.
dTimEnd: 2013-08-27T21:45:00+02:00
dTimStart: 2013-08-27T20:00:00+02:00
md: 2795
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: M/U cement assy and installed surface line. Tested surface line to 20/200 bar for 5 min.
dTimEnd: 2013-08-27T22:30:00+02:00
dTimStart: 2013-08-27T21:45:00+02:00
md: 2795
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Balanced cement K/O plug #4 (2797 m - 2547 m): Pumped 11,6 m3 of 1,60 SG spacer, 800 l/min/ 20 bar. Mixed and pumped 13,3 m3 of 2,0 SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 890 l of drill water. Zeroed volume counters. Pumped 3,6 m3 of 1,60 SG spacer fro msurface lines. Displaced the cement with 22,2 m3 (1022 strokes) of mud, 2500 l/min/ 68 - 155 bar at 20 RPM.
dTimEnd: 2013-08-27T23:30:00+02:00
dTimStart: 2013-08-27T22:30:00+02:00
md: 2795
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Broke off surface line and L/D cement assy.
dTimEnd: 2013-08-27T23:45:00+02:00
dTimStart: 2013-08-27T23:30:00+02:00
md: 2795
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pulled out of cement. Pulled dry, 2 - 3 min/stand.
dTimEnd: 2013-08-28T00:00:00+02:00
dTimStart: 2013-08-27T23:45:00+02:00
md: 2545
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
Lithology and shows: