Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-15T00:00:00+01:00 to 2014-02-16T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-16T00:00:00+01:00
dTimDiaHoleStart: 2014-02-03T20:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pull 10 3/4" x 9 5/8" casing. 
Install 13 3/8" Wear Bushing.
RIH and Cut 13 3/8" casing.
hpht: 0
md: 2878
mdCsgLast: 2595.4
mdDiaHoleStart: 3147
mdPlanned: -999.99
mdPlugTop: 2878
presTestType: formation integrity test
reportNo: 22
ropCurrent: -999.99
sum24Hr: Continued RIH with 9 5/8" Cutter assy from 815 to 1457 m. Cutted casing.
POOH with casing Cutter assy.
P/U Retrieval tool for Lock Down assy. RIH and retrieved Lock Down assy on third attempt. Re-dressed tool and RIH to pull 10 3/4" Seal assy. Pulled same.
M/U Spear assy and RIH to 119 m. Slip and cut drill line.
tightWell: 0
tvdCsgLast: 2446.8
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-15T14:00:00+01:00
density: 1.28
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 32
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 5
dTim: 2014-02-15T13:00:00+01:00
density: 1.37
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 32
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 5
Pore pressure:
Survey stations:
Activities:
comments: Continued repairing leaking hose on PRS.
dTimEnd: 2014-02-15T01:30:00+01:00
dTimStart: 2014-02-15T00:00:00+01:00
md: 534
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Continued RIH with 9 5/8" Cutting assy on 5 1/2" DP from 534 to 815 m.
dTimEnd: 2014-02-15T02:00:00+01:00
dTimStart: 2014-02-15T01:30:00+01:00
md: 815
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Waited on Weather due to wind above the 65 knots limitation of PRS.
Monitored well on Trip Tank.
dTimEnd: 2014-02-15T03:45:00+01:00
dTimStart: 2014-02-15T02:00:00+01:00
md: 815
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Continued RIH with 9 5/8" Cutting assy on 5 1/2" DP from 815 to 1422 m.
dTimEnd: 2014-02-15T05:15:00+01:00
dTimStart: 2014-02-15T03:45:00+01:00
md: 1422
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Connected TDS and filled pipe. RIH to below 1457 m and recorded parametres:
Up/down weights: 120/109 T. 800 LPM/44 bar.
Positioned pipe at 1457 m and cut 9 5/8" casing according to procedure. Verified cut by sound, pressure and torque. Continued cutting for 5 min.
dTimEnd: 2014-02-15T06:00:00+01:00
dTimStart: 2014-02-15T05:15:00+01:00
md: 1457
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min.
dTimEnd: 2014-02-15T06:15:00+01:00
dTimStart: 2014-02-15T06:00:00+01:00
md: 1457
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Pumped slug. Chased same.
dTimEnd: 2014-02-15T06:30:00+01:00
dTimStart: 2014-02-15T06:15:00+01:00
md: 1457
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH with 9 5/8" casing Cutter assy on 5 1/2" DP from 1457 to 215 m.
Speed restricted due to Cutters in string.
dTimEnd: 2014-02-15T08:15:00+01:00
dTimStart: 2014-02-15T06:30:00+01:00
md: 215
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH with 9 5/8" casing Cutter assy on 5 1/2" HWDP from 215 to 10 m.
Speed restricted due to Cutters in string.
dTimEnd: 2014-02-15T08:45:00+01:00
dTimStart: 2014-02-15T08:15:00+01:00
md: 10
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Removed PS21 slips and installed Master bushing.
dTimEnd: 2014-02-15T09:00:00+01:00
dTimStart: 2014-02-15T08:45:00+01:00
md: 10
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Cleaned, inspected and L/D Cutter assy to deck.
dTimEnd: 2014-02-15T09:15:00+01:00
dTimStart: 2014-02-15T09:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2014-02-15T09:30:00+01:00
dTimStart: 2014-02-15T09:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: P/U Jetting sub, one stand of 5 1/2" HWDP and Lock Down Retrieval tool. 
RIH to 50 m.
dTimEnd: 2014-02-15T10:00:00+01:00
dTimStart: 2014-02-15T09:30:00+01:00
md: 50
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with Lock Down Retrieval tool from 50 to 138 m on 5 1/2" DP.
Speed restricted.
dTimEnd: 2014-02-15T10:15:00+01:00
dTimStart: 2014-02-15T10:00:00+01:00
md: 138
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Jet washed with 3000 LPM/52 bar. Made 5 passes.
dTimEnd: 2014-02-15T10:30:00+01:00
dTimStart: 2014-02-15T10:15:00+01:00
md: 138
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued RIH with Lock Down Retriveval tool from 138 to 190 m bit depth.
J'ed into sub as per instructions.
dTimEnd: 2014-02-15T10:45:00+01:00
dTimStart: 2014-02-15T10:30:00+01:00
md: 190
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with Lock Down Retrieval tool on 5 1/2" DP from 190 to 50 m.
Speed restricted.
dTimEnd: 2014-02-15T11:15:00+01:00
dTimStart: 2014-02-15T10:45:00+01:00
md: 50
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: equipment failure
comments: Pulled and checked Lock Down Retrieval tool. No Lock Down assy attached.
Re-sat tool.
Misrun.
dTimEnd: 2014-02-15T11:30:00+01:00
dTimStart: 2014-02-15T11:15:00+01:00
md: 50
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with Lock Down Retriveval tool from 50 to 190 m.
Speed restricted.
dTimEnd: 2014-02-15T11:45:00+01:00
dTimStart: 2014-02-15T11:30:00+01:00
md: 190
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: equipment failure
comments: J'ed into sub as per instructions.
dTimEnd: 2014-02-15T12:00:00+01:00
dTimStart: 2014-02-15T11:45:00+01:00
md: 190
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH with Lock Down Retrieval tool on 5 1/2" DP from 190 to 50 m.
Speed restricted.
dTimEnd: 2014-02-15T12:15:00+01:00
dTimStart: 2014-02-15T12:00:00+01:00
md: 50
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: equipment failure
comments: Pulled and checked Lock Down Retrieval tool. No Lock Down assy attached.
Re-sat tool. Closed piston fully.
dTimEnd: 2014-02-15T12:30:00+01:00
dTimStart: 2014-02-15T12:15:00+01:00
md: 50
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with Lock Down Retriveval tool from 50 to 190 m.
Speed restricted.
dTimEnd: 2014-02-15T13:00:00+01:00
dTimStart: 2014-02-15T12:30:00+01:00
md: 190
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: equipment failure
comments: J'ed into sub as per instructions. Pulled with 20 T over pull and observed.
dTimEnd: 2014-02-15T13:15:00+01:00
dTimStart: 2014-02-15T13:00:00+01:00
md: 190
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH with Lock Down Retrieval tool on 5 1/2" DP from 190 to 50 m.
Speed restricted.
dTimEnd: 2014-02-15T13:30:00+01:00
dTimStart: 2014-02-15T13:15:00+01:00
md: 50
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled and checked Lock Down Retrieval tool. Lock Down assy attached.
dTimEnd: 2014-02-15T13:45:00+01:00
dTimStart: 2014-02-15T13:30:00+01:00
md: 50
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Released Lock Down sub from retrieval tool.
dTimEnd: 2014-02-15T14:00:00+01:00
dTimStart: 2014-02-15T13:45:00+01:00
md: 50
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U Retrieval tool to string.
Observed oil leaked from tool. Trouble shot same.
Fumed on rig floor occured.
dTimEnd: 2014-02-15T14:45:00+01:00
dTimStart: 2014-02-15T14:00:00+01:00
md: 50
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Cleared rig floor due to fumes from boat alongside.
dTimEnd: 2014-02-15T15:15:00+01:00
dTimStart: 2014-02-15T14:45:00+01:00
md: 50
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Filled retrieval tool with oil and resat same.
dTimEnd: 2014-02-15T15:45:00+01:00
dTimStart: 2014-02-15T15:15:00+01:00
md: 50
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with retrieval tool on 5 1/2" DP from 50 to 170 m.
Speed restricted.
dTimEnd: 2014-02-15T16:15:00+01:00
dTimStart: 2014-02-15T15:45:00+01:00
md: 170
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Jet washed profile with 3000 LPM/54 bar.
dTimEnd: 2014-02-15T16:30:00+01:00
dTimStart: 2014-02-15T16:15:00+01:00
md: 170
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U stand of 5 1/2" DP and recorded up/down weights: 82/79 T
dTimEnd: 2014-02-15T16:45:00+01:00
dTimStart: 2014-02-15T16:30:00+01:00
md: 170
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Placed Retrieval tool at 137 m and function tested BOP.
dTimEnd: 2014-02-15T17:00:00+01:00
dTimStart: 2014-02-15T16:45:00+01:00
md: 190
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Closed annular with 500 psi and performed friction test up/down: 84 /76 T.
dTimEnd: 2014-02-15T17:30:00+01:00
dTimStart: 2014-02-15T17:00:00+01:00
md: 190
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Landed out Retrieval tool on 10 3/4" Seal assy and pulled free with 12 T over pull.
dTimEnd: 2014-02-15T17:45:00+01:00
dTimStart: 2014-02-15T17:30:00+01:00
md: 190
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Observed for pressure build up on choke. Pressure stable.
Opened BOP.
dTimEnd: 2014-02-15T18:00:00+01:00
dTimStart: 2014-02-15T17:45:00+01:00
md: 190
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with Lock Down Retrieval tool on 5 1/2" DP from 190 to 50 m.
Speed restricted.
dTimEnd: 2014-02-15T18:15:00+01:00
dTimStart: 2014-02-15T18:00:00+01:00
md: 50
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled Retrieval tool. Removed Seal assy.
Re-sat tool and L/D same to deck.
dTimEnd: 2014-02-15T19:00:00+01:00
dTimStart: 2014-02-15T18:15:00+01:00
md: 45
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT with ongoing crew.
dTimEnd: 2014-02-15T19:15:00+01:00
dTimStart: 2014-02-15T19:00:00+01:00
md: 45
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Racked stand of 5 1/2" HWDP and L/D Bull nose.
dTimEnd: 2014-02-15T19:30:00+01:00
dTimStart: 2014-02-15T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed BHA washer on top of Diverter.
dTimEnd: 2014-02-15T20:00:00+01:00
dTimStart: 2014-02-15T19:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Held TBT for P/U Spear assy.
dTimEnd: 2014-02-15T20:15:00+01:00
dTimStart: 2014-02-15T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: P/U Spear assy. Inspected and prepared same.
dTimEnd: 2014-02-15T20:30:00+01:00
dTimStart: 2014-02-15T20:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: RIH on 5 1/2" HWDP to 38 m. L/O top single.
dTimEnd: 2014-02-15T20:45:00+01:00
dTimStart: 2014-02-15T20:30:00+01:00
md: 38
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Continued RIH on 5 1/2" HWDP from 38 to 119 m.
dTimEnd: 2014-02-15T21:00:00+01:00
dTimStart: 2014-02-15T20:45:00+01:00
md: 119
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed kick drill.
Stabbed FOSV and closed same in 55 sec.
dTimEnd: 2014-02-15T21:15:00+01:00
dTimStart: 2014-02-15T21:00:00+01:00
md: 119
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Held TBT for slip and cut drill line.
dTimEnd: 2014-02-15T21:30:00+01:00
dTimStart: 2014-02-15T21:15:00+01:00
md: 119
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Slip and cut drill line.
dTimEnd: 2014-02-16T00:00:00+01:00
dTimStart: 2014-02-15T21:30:00+01:00
md: 119
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: