Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2016-09-16T00:00:00+02:00 to 2016-09-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
daysBehind: 2.1
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-17T00:00:00+02:00
dTimDiaHoleStart: 2016-07-08T11:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: REPORTING ON 15/9-F-1C
hpht: 0
md: -999.99
mdCsgLast: 1368.4
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 590
presTestType: formation integrity test
reportNo: 23
ropCurrent: -999.99
sum24Hr: - Installed 13 3/8" EZSV
- Pressure tested annulus cement
- Pumped cement plug on top of 13 3/8" EZSV
- N/D BOP

REPORTING ON 15/9-F-1C
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Reset PRS electronics.
dTimEnd: 2016-09-16T00:15:00+02:00
dTimStart: 2016-09-16T00:00:00+02:00
md: 453
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Continued POOH w/ cutter BHA on 5 1/2" DP from 453 m surface . Avg. tripping speed 600 m/hr.
dTimEnd: 2016-09-16T00:45:00+02:00
dTimStart: 2016-09-16T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Changed handling equipment
dTimEnd: 2016-09-16T01:00:00+02:00
dTimStart: 2016-09-16T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: L/D pup joint. Inspected cutters, and taper mill.
L/D cutter assy.
dTimEnd: 2016-09-16T01:15:00+02:00
dTimStart: 2016-09-16T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor.
Static losses 0,5 m3/hr over 10 min.
dTimEnd: 2016-09-16T01:30:00+02:00
dTimStart: 2016-09-16T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: P/U and M/U the 13 3/8" EZSV plug BHA. Installed springs on centralizer.
dTimEnd: 2016-09-16T02:00:00+02:00
dTimStart: 2016-09-16T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Installed PS-21 slips
dTimEnd: 2016-09-16T02:15:00+02:00
dTimStart: 2016-09-16T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ EZSV plug BHA on 5 1/2" DP from 0 m to 30 m. Hung up on restriction at 30m.
Re-attempted to run past restriction, same HUD.
dTimEnd: 2016-09-16T02:30:00+02:00
dTimStart: 2016-09-16T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Pulled BHA to surface and inspected tool. Found cement in holes for springs on centralizer, which possibly interrupted spring movement.
B/O and L/D EZSV RT, P/U backup, found cement on backup RT. Cleaned off cement.
M/U BHA.
dTimEnd: 2016-09-16T04:15:00+02:00
dTimStart: 2016-09-16T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: RIH slowly w/ EZSV plug BHA from surface to 42 m. Passed restriction at 30m.
dTimEnd: 2016-09-16T04:30:00+02:00
dTimStart: 2016-09-16T04:15:00+02:00
md: 42
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Installed PS-21 slips.
dTimEnd: 2016-09-16T04:45:00+02:00
dTimStart: 2016-09-16T04:30:00+02:00
md: 42
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: RIH w/ EZSV plug BHA on 5 1/2" DP from 42 m to 285 m. Restricted running speed 2 min/std.
Observed hydraulic leak on IRN.
dTimEnd: 2016-09-16T05:30:00+02:00
dTimStart: 2016-09-16T04:45:00+02:00
md: 285
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Repaired hydraulic leak IRN.
dTimEnd: 2016-09-16T05:45:00+02:00
dTimStart: 2016-09-16T05:30:00+02:00
md: 285
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Continued RIH w/ EZSV plug from 285m to 695m
dTimEnd: 2016-09-16T06:30:00+02:00
dTimStart: 2016-09-16T05:45:00+02:00
md: 695
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Washed setting area from 695m to 685m w/ 800 l/min - 6 bar
dTimEnd: 2016-09-16T07:00:00+02:00
dTimStart: 2016-09-16T06:30:00+02:00
md: 695
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Set EZSV at 690m bottom plug. Sheared at 27T and tagged w/  5t. Released stinger with 22 turns
dTimEnd: 2016-09-16T07:15:00+02:00
dTimStart: 2016-09-16T07:00:00+02:00
md: 690
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Removed PS21 slips and installed master bushing
dTimEnd: 2016-09-16T07:30:00+02:00
dTimStart: 2016-09-16T07:15:00+02:00
md: 690
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/B stand, P/U and M/U 3m pup and cement stand for space out
dTimEnd: 2016-09-16T07:45:00+02:00
dTimStart: 2016-09-16T07:30:00+02:00
md: 690
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Stang back into EZSV and M/U cement hose
dTimEnd: 2016-09-16T08:00:00+02:00
dTimStart: 2016-09-16T07:45:00+02:00
md: 690
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Verified line up and performed integrity test to 100 bar between FOSVs on cement assy
dTimEnd: 2016-09-16T08:15:00+02:00
dTimStart: 2016-09-16T08:00:00+02:00
md: 690
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Attempted to pressure test below EZSV to 20 bar, meanwhile monitored trip tank, observed 500 l/min losses. Failed test
dTimEnd: 2016-09-16T08:45:00+02:00
dTimStart: 2016-09-16T08:15:00+02:00
md: 690
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Closed UPR and lined up to monitor annulus through choke. Pressured up annulus through kill line to 35 bar whilst monitoring below EZSV with 5 bar at the cement unit through cement assy. Observed no pressure build up on the drill pipe side. Confirmed hydraulic isolation of annulus cement plug
dTimEnd: 2016-09-16T09:15:00+02:00
dTimStart: 2016-09-16T08:45:00+02:00
md: 690
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped 10m3 wash pill at 2500 l/min - 19 bar
dTimEnd: 2016-09-16T09:30:00+02:00
dTimStart: 2016-09-16T09:15:00+02:00
md: 690
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Balanced cement plug (590 m - 690 m ): Mixed and pumped 7,8 m3 of 1,95 SG cement slurry, 600 l/min. Displaced the cement with 7,2 m3 of drill water. TOC 590 m.
dTimEnd: 2016-09-16T10:15:00+02:00
dTimStart: 2016-09-16T09:30:00+02:00
md: 690
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Broke off cement hose and 3m pup w/ cement assy, L/D same
dTimEnd: 2016-09-16T10:45:00+02:00
dTimStart: 2016-09-16T10:15:00+02:00
md: 690
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH with 5,5in DP from 687m to 500m w/ 2 min/stand. Flowback observed from 566m to 500m. M/U TDS and monitored pressure - 1 bar on standpipe gauge
dTimEnd: 2016-09-16T11:15:00+02:00
dTimStart: 2016-09-16T10:45:00+02:00
md: 500
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed sponge ball in saver sub and M/U TDS. Circulated 2x BU at 3500 l/min - 31 Bar
dTimEnd: 2016-09-16T11:45:00+02:00
dTimStart: 2016-09-16T11:15:00+02:00
md: 500
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH from 500m to 405m
dTimEnd: 2016-09-16T12:00:00+02:00
dTimStart: 2016-09-16T11:45:00+02:00
md: 405
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: P/U Swaco washing tool from HTS with FOSV, M/U to string and stand of drill pipe from derrick
dTimEnd: 2016-09-16T12:15:00+02:00
dTimStart: 2016-09-16T12:00:00+02:00
md: 405
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Washed BOP, 3 passes, 1600 l/min - 14 Bar - 20 rpm - 1-4kNm
dTimEnd: 2016-09-16T12:30:00+02:00
dTimStart: 2016-09-16T12:15:00+02:00
md: 405
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Functioned BOP
dTimEnd: 2016-09-16T12:45:00+02:00
dTimStart: 2016-09-16T12:30:00+02:00
md: 405
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Washed BOP, 3 passes, 1600 l/min - 14 Bar - 20 rpm - 1-4kNm
dTimEnd: 2016-09-16T13:00:00+02:00
dTimStart: 2016-09-16T12:45:00+02:00
md: 405
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: R/B stand of 5,5in DP in derrick and L/D Swaco wash tool and FOSV, Drop 3in drift in string
dTimEnd: 2016-09-16T13:30:00+02:00
dTimStart: 2016-09-16T13:00:00+02:00
md: 405
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed PS21 slips
dTimEnd: 2016-09-16T13:45:00+02:00
dTimStart: 2016-09-16T13:30:00+02:00
md: 405
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH from 405m to 16m
dTimEnd: 2016-09-16T14:00:00+02:00
dTimStart: 2016-09-16T13:45:00+02:00
md: 16
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Removed PS21 slips and installed master bushing
dTimEnd: 2016-09-16T14:15:00+02:00
dTimStart: 2016-09-16T14:00:00+02:00
md: 16
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH from 16m to surface, removed spring centralizers,  L/D EZSV running tool
dTimEnd: 2016-09-16T14:30:00+02:00
dTimStart: 2016-09-16T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor
dTimEnd: 2016-09-16T14:45:00+02:00
dTimStart: 2016-09-16T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: R/U diverter chains and bridle
dTimEnd: 2016-09-16T15:00:00+02:00
dTimStart: 2016-09-16T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to N/D diverter and BOP
dTimEnd: 2016-09-16T15:15:00+02:00
dTimStart: 2016-09-16T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: N/D diverter and BOP
dTimEnd: 2016-09-16T17:30:00+02:00
dTimStart: 2016-09-16T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Took down scaffolding in moon pool
dTimEnd: 2016-09-16T17:45:00+02:00
dTimStart: 2016-09-16T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered diverter chains through rotary and attached to HPDR
dTimEnd: 2016-09-16T18:00:00+02:00
dTimStart: 2016-09-16T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed dogs on HPDR connector to well head
dTimEnd: 2016-09-16T18:15:00+02:00
dTimStart: 2016-09-16T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled HPDR to rig floor and installed master bushing
dTimEnd: 2016-09-16T18:45:00+02:00
dTimStart: 2016-09-16T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered rig floor tuggers down to moon pool hatches and prepared for removing the hatches
dTimEnd: 2016-09-16T19:00:00+02:00
dTimStart: 2016-09-16T18:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to remove half moon cover and instal hatches in the moon pool. Meanwhile serviced drilling equipment
dTimEnd: 2016-09-16T19:15:00+02:00
dTimStart: 2016-09-16T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed half moon cover, lather, hoses and installed hatches in the moonpool. Meanwhile worked through skidding check list

REPORTING ON 15/9-F-1 C
dTimEnd: 2016-09-16T21:00:00+02:00
dTimStart: 2016-09-16T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: