Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-04-26T00:00:00+02:00 to 2008-04-27T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 6.9
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-04-27T00:00:00+02:00
dTimDiaHoleStart: 2008-04-26T13:00:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Complete maintenance program of aft PRS. Run HPDR and install same.
hpht: 0
md: 1083
mdCsgLast: 1076.9
mdDiaHoleStart: 1083
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 20
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Skidded cantilever to F-14. Prepared & rigged up HPDR spider and handling equipment. M/U HPDR TBC and double "A". Function tested HPDR TBC. Running of HPDR suspended. Resumed maintenance of the aft PRS.
tightWell: 0
tvd: 1082.5
tvdCsgLast: 1076.5
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2008-04-26T15:00:00+02:00
density: 1.3
locationSample: Reserve pit
md: 1083
mudClass: water based
presBopRating: 0
pv: -999.99
type: HPWBM
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-04-27T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1083
readingKind: estimated
Survey stations:
Activities:
comments: Held tool box talk and skidded cantilever to F-14
dTimEnd: 2008-04-26T14:15:00+02:00
dTimStart: 2008-04-26T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Held tool box talk and prepared & rigged up HPDR spider and handling equipment for running HPDR. Function tested Spider slips.
dTimEnd: 2008-04-26T16:30:00+02:00
dTimStart: 2008-04-26T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and picked up HPDR Tieback connecter, inspected same. Picked up HPDR double "A" and made up same.
dTimEnd: 2008-04-26T19:00:00+02:00
dTimStart: 2008-04-26T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to run HPDR.

dTimEnd: 2008-04-26T19:15:00+02:00
dTimStart: 2008-04-26T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Completed making up HPDR double "A". Made up fairing protector.

dTimEnd: 2008-04-26T23:15:00+02:00
dTimStart: 2008-04-26T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Function tested HPDR TBC.

dTimEnd: 2008-04-27T00:00:00+02:00
dTimStart: 2008-04-26T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: