Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-11-25T00:00:00+01:00 to 2013-11-26T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-11-26T00:00:00+01:00
dTimDiaHoleStart: 2013-11-22T01:00:00+01:00
diaHole: 12.25
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with PADPRT.
RIH and install wearbushing.
Run isolation test tool and test BOP.
Retrieve wearbushing.
Bullhead annulus to brine and install seal assembly.
hpht: 0
md: 3299
mdCsgLast: 2612
mdDiaHoleStart: 2623
mdPlanned: -999.99
mdStrengthForm: 2623
presTestType: formation integrity test
reportNo: 16
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: R/U casing handling equipment.
M/U and RIH 9 5/8" shoe track stands from derrick.
M/U and RIH 9 5/8" casing from deck from 74 m to 571 m.
RIH 9 5/8" and 10 3/4" casing in stands to 3146 m. P/U 10 3/4" casing hanger, M/U same and RIH.
RIH w/ casing on 5 1/2" HWDP LS and landed casing in wellhead.
Circulated well prior to cement job w/ 1600 l/min and 40 bar. 
tightWell: 0
tvd: 2848.3
tvdCsgLast: 2457.4
tvdStrengthForm: 2468.9
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-11-25T22:10:00+01:00
density: 1.28
locationSample: Flowline
md: 3299
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14
dTim: 2013-11-25T09:00:00+01:00
density: 1.28
locationSample: Active pit
md: 3299
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 9
dTim: 2013-11-25T03:00:00+01:00
density: 1.28
locationSample: Active pit
md: 3299.6
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
Pore pressure:
Survey stations:
Activities:
comments: POOH with jet sub, L/O same. Cleared rig floor.
dTimEnd: 2013-11-25T00:30:00+01:00
dTimStart: 2013-11-25T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT for rigging up casing handling equipment.
dTimEnd: 2013-11-25T00:45:00+01:00
dTimStart: 2013-11-25T00:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/U handling equipment for 9 5/8" casing.
Installed fill-up tool and elevator. Moved Weatherford casing tong into position, connected and function tested same. 
Removed master bushing and installed PS30 slips.
dTimEnd: 2013-11-25T02:45:00+01:00
dTimStart: 2013-11-25T00:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed TBT with all involved personnel for M/U shoe track stands from derrick and P/U 9 5/8" casing joints from deck.
dTimEnd: 2013-11-25T03:00:00+01:00
dTimStart: 2013-11-25T02:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U 9 5/8" shoe stand from derrick and RIH same. Verified floats holding. P/U landing collar stand from derrick and M/U same to shoe stand. Thread locked stands. RIH to 74 m.
dTimEnd: 2013-11-25T03:45:00+01:00
dTimStart: 2013-11-25T03:00:00+01:00
md: 74
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8"  53,5 ppf P110 VamTop casing from 74 m to 350 m. Filled casing while running in. Average running rate 7,1 joints/hr.
dTimEnd: 2013-11-25T07:00:00+01:00
dTimStart: 2013-11-25T03:45:00+01:00
md: 350
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed TBT with day shift for running casing.
dTimEnd: 2013-11-25T07:15:00+01:00
dTimStart: 2013-11-25T07:00:00+01:00
md: 350
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8"  53,5 ppf P110 VamTop casing from 350 m to 571 m. Filled casing while running in. Average running rate 9 joints/hr.
dTimEnd: 2013-11-25T09:15:00+01:00
dTimStart: 2013-11-25T07:15:00+01:00
md: 571
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" 53,5 ppf P110 VamTop casing stands from 571 m to 1562 m. Filled casing every stand while RIH. Average running rate 30 joints/hr.
dTimEnd: 2013-11-25T12:00:00+01:00
dTimStart: 2013-11-25T09:15:00+01:00
md: 1562
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" 53,5 ppf P110 VamTop casing stands from 1562 m to 2690 m. Filled casing every stand while RIH. Average running rate 34 joints/hr.
dTimEnd: 2013-11-25T14:45:00+01:00
dTimStart: 2013-11-25T12:00:00+01:00
md: 2600
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed to 10 3/4" elevator inserts. P/U X-O stand and M/U same. Changed slips inserts and casing tong to 10 3/4".
dTimEnd: 2013-11-25T15:15:00+01:00
dTimStart: 2013-11-25T14:45:00+01:00
md: 2690
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 10 3/4" 65,7 ppf P110 VamTop casing stands from 2690 m to 3146 m. Filled casing every stand while RIH. Average running rate 22 joints/hr.
dTimEnd: 2013-11-25T17:00:00+01:00
dTimStart: 2013-11-25T15:15:00+01:00
md: 3146
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Filled casing, removed fill-up tool. Removed casing elevators and installed DP elevator.
dTimEnd: 2013-11-25T17:30:00+01:00
dTimStart: 2013-11-25T17:00:00+01:00
md: 3146
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U and M/U 10 3/4" casing hanger. Removed protection and inspected hanger.
dTimEnd: 2013-11-25T18:00:00+01:00
dTimStart: 2013-11-25T17:30:00+01:00
md: 3146
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Removed casing slips. RIH w/ casing hanger from 3146 m to 3158 m. Installed master bushings.
dTimEnd: 2013-11-25T18:30:00+01:00
dTimStart: 2013-11-25T18:00:00+01:00
md: 3158
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/D casing tong.
dTimEnd: 2013-11-25T19:15:00+01:00
dTimStart: 2013-11-25T18:30:00+01:00
md: 3158
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed TBT with night shift to run and land casing on HWDP LS.
dTimEnd: 2013-11-25T19:30:00+01:00
dTimStart: 2013-11-25T19:15:00+01:00
md: 3158
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 10 3/4" x 9 5/8" casing on 5 1/2" HWDP landing string from 3158 m to 3280 m. Up weight 300 t, down weight 195 t. Circulated last stand w/ 500 lpm and 22 bar.
dTimEnd: 2013-11-25T20:30:00+01:00
dTimStart: 2013-11-25T19:30:00+01:00
md: 3280
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U cement head. M/U cement hoses. M/U cement head to landing string.
dTimEnd: 2013-11-25T21:15:00+01:00
dTimStart: 2013-11-25T20:30:00+01:00
md: 3280
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Broke circ. w/ 500 l/min and 22 bar. RIH and landed 10 3/4" casing hanger in MS 700 wellhead. Set down casing weight, marked pipe and confirmed stem free as per GE Vetco instructions.
dTimEnd: 2013-11-25T21:30:00+01:00
dTimStart: 2013-11-25T21:15:00+01:00
md: 3296
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Increased flow in 250 l/min steps to 1700 l/min/ 46 bar. Observed loss tendency, 2,5 m/h. Reduced pump rate to loss free rate at 1600 l/min/40 bar. Conditioned mud while circ. until MW in/out 1,28 sg.
dTimEnd: 2013-11-26T00:00:00+01:00
dTimStart: 2013-11-25T21:30:00+01:00
md: 3296
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: