Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-12-25T00:00:00+01:00 to 2013-12-26T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-26T00:00:00+01:00
dTimDiaHoleStart: 2013-12-20T03:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Skid rig to F-15D.
hpht: 0
md: -999.99
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 6
ropCurrent: -999.99
sum24Hr: Inflow tested DHSV. RD wireline equipment. Leak tested x-mas tree cross, tree top cap and kill wing cap. Installed well hatch. Handed well back to production department. WOW prior to skid rig to F-15D.
tightWell: 0
tvdCsgLast: 3258.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Inflow tested DHSV.
dTimEnd: 2013-12-25T00:45:00+01:00
dTimStart: 2013-12-25T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: R/D upper lubricator and GIH and laid down same on rig floor. R/D lower lubricator and laid down same on rig floor.
Meanwhile bled down pressure above DHSV to 2 bar.
dTimEnd: 2013-12-25T03:45:00+01:00
dTimStart: 2013-12-25T00:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed TBT prior to R/D BOP and lower riser.
dTimEnd: 2013-12-25T04:00:00+01:00
dTimStart: 2013-12-25T03:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: R/D BOP and placed same in moon pool. R/D lower riser and laid down same on rig floor. Installed tree cap.
dTimEnd: 2013-12-25T05:15:00+01:00
dTimStart: 2013-12-25T04:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: R/D chiksan on wellhead.
dTimEnd: 2013-12-25T06:00:00+01:00
dTimStart: 2013-12-25T05:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Finalized R/D of chiksan on wellhead and installed cap on x-mas tree kill wing.
dTimEnd: 2013-12-25T07:00:00+01:00
dTimStart: 2013-12-25T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Prepared for and leak tested x-mas tree cross to 20/200 bar for 5/10 min.
dTimEnd: 2013-12-25T09:15:00+01:00
dTimStart: 2013-12-25T07:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Leak tested x-mas tree top cap and kill wing cap. 20/345 bar for 5/10 min.
dTimEnd: 2013-12-25T11:30:00+01:00
dTimStart: 2013-12-25T09:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Cleaned hatch deck above well and installed hatch over well.
dTimEnd: 2013-12-25T14:20:00+01:00
dTimStart: 2013-12-25T11:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Handed well back to production department. Meanwhile cleaned wellhead and cellar deck area.
dTimEnd: 2013-12-25T15:00:00+01:00
dTimStart: 2013-12-25T14:20:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: WOW prior to skid rig to well F-15D due to too high winds for crane lifting.

Meanwhile prepared wireline equipment for demobilization and performed general rig maintenance.
Prepared for skidding cantilever. Removed scaffold in moonpool. 
Pressure tested F-12 contingency manifold and hoses to 20/345 bar for 5/10 min.
dTimEnd: 2013-12-26T00:00:00+01:00
dTimStart: 2013-12-25T15:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
Lithology and shows: