Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-04-30T00:00:00+02:00 to 2008-05-01T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 2.9
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-05-01T00:00:00+02:00
dTimDiaHoleStart: 2008-04-26T13:00:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue programmed maintenance of PRS and derrick inspection.
hpht: 0
md: 1083
mdCsgLast: 1076.9
mdDiaHoleStart: 1083
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 24
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Nippled up the BOP, bell nipple and diverter. Pressure tested the well/BOP/riser to 155 bars 10 min. * Operation suspended due to programmed manitenance in derrick and PRS's.
tightWell: 0
tvd: 1082.5
tvdCsgLast: 1076.5
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2008-04-30T14:00:00+02:00
density: 1.3
locationSample: Reserve pit
md: 1083
mudClass: water based
presBopRating: 0
pv: -999.99
type: HPWBM
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-05-01T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1083
readingKind: estimated
Survey stations:
Activities:
comments: Released the Claxton tool. Pulled out and LD 5½" DP.
dTimEnd: 2008-04-30T01:30:00+02:00
dTimStart: 2008-04-30T00:30:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Retrieved Claxton tool and parked it on the rig floor.

dTimEnd: 2008-04-30T02:15:00+02:00
dTimStart: 2008-04-30T01:30:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and commenced nippling up the BOP.

dTimEnd: 2008-04-30T06:00:00+02:00
dTimStart: 2008-04-30T02:15:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Nippled up the BOP.

dTimEnd: 2008-04-30T07:00:00+02:00
dTimStart: 2008-04-30T06:00:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed bell nipple, diverter and made up bell nipple and torqued up NT2 connector.
* Continued with planned maintenance in derrick and on PRS's.

dTimEnd: 2008-04-30T09:45:00+02:00
dTimStart: 2008-04-30T07:00:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box and filled BOP/riser with SW. Performed line test to 155 bars 10 min.
dTimEnd: 2008-04-30T18:00:00+02:00
dTimStart: 2008-04-30T17:15:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested the well/BOP/riser to 155 bars 10 min. Volume pumped/return 1700/1500 litres.
* Operation suspended due to programmed maintenance in derrick and PRS's
dTimEnd: 2008-04-30T19:00:00+02:00
dTimStart: 2008-04-30T18:00:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: