Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-03-01T00:00:00+01:00 to 2009-03-02T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-03-02T00:00:00+01:00
dTimDiaHoleStart: 2009-02-27T06:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Complete commission XMT.  Make up perforation guns and start RIH same.

hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 42
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: Continued commissioning the XMT. Rigged up WL and leak tested rig up. Installed flow line support frame. 


tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Vetco instrumentation installed instrumentation for chemical injection at well head. Connected Well Dynamic chemical pump, flushed lines to chemical inlet at well head. 

dTimEnd: 2009-03-01T01:45:00+01:00
dTimStart: 2009-03-01T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Opened KWV flushed lines through tree cap. Closed Swab valve and open vent valve on flow line.
Opened HMV pressured up the well to 220 bars 660 litres. Equalized and opened the DHSV. 
Closed MMV and bled pressure down to 185 bars - 35 bars LP inflow tested MMV for 10 min. Continued to bleed pressure down to 5 bars - 215 bars HP inflow tested for 10 min. Equalized pressure to 220 bars and opened MMV. 
Simultaneously pressured up chemical inj. line to 345 bars to test outlet block. Observed pressure. Pressure dropped to 270 bars. Pressured up chemical line to 345 bars and pressure dropped to 270 bars. Check valve in chemical sub set to 50 bars differential. Disk sheared premature to expected setting. Good indication of check valve settings. 

dTimEnd: 2009-03-01T03:00:00+01:00
dTimStart: 2009-03-01T01:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Closed HMV and bled pressure down to 185 bars - 35 bars LP inflow tested HMV for 10 min. Continued to bleed pressure down to 5 bars - 215 bars HP inflow tested for 10 min. Equalized pressure to 220 bars and open HMV. 

dTimEnd: 2009-03-01T03:30:00+01:00
dTimStart: 2009-03-01T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Closed KWV and bled pressure down to 185 bars - 35 bars LP inflow tested KWV for 10 min. Continued to bleed pressure down to 5 bars - 215 bars HP inflow tested for 10 min. Equalized pressure to 220 bars and open KWV. Bled down well to zero 660 litres back.  

dTimEnd: 2009-03-01T04:00:00+01:00
dTimStart: 2009-03-01T03:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Close DHSV, HMV and KWV.

dTimEnd: 2009-03-01T04:15:00+01:00
dTimStart: 2009-03-01T04:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior rig up WL and good communiction with Vetco instrumentation.

dTimEnd: 2009-03-01T04:30:00+01:00
dTimStart: 2009-03-01T04:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed lower riser to XMT using dual lift arrangement and installed cap.
dTimEnd: 2009-03-01T05:15:00+01:00
dTimStart: 2009-03-01T04:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to making up chiksan manifold at XMT.
dTimEnd: 2009-03-01T05:30:00+01:00
dTimStart: 2009-03-01T05:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Started making up chiksan manifold at XMT.
dTimEnd: 2009-03-01T06:00:00+01:00
dTimStart: 2009-03-01T05:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Made up chiksan manifold at XMT and secured same.

dTimEnd: 2009-03-01T07:30:00+01:00
dTimStart: 2009-03-01T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up from cement unit to XMT. Flushed through to test cap on riser with 100% MEG.

dTimEnd: 2009-03-01T07:45:00+01:00
dTimStart: 2009-03-01T07:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to leak test Lo-torq manifold.

dTimEnd: 2009-03-01T08:00:00+01:00
dTimStart: 2009-03-01T07:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Connected WL test pump to test cap. 

dTimEnd: 2009-03-01T08:15:00+01:00
dTimStart: 2009-03-01T08:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Leak tested lo-torq manifold with WL test pump to 30/200 bars 5/10 min. Had to change out 2 Lo-torq valves. Prepared for running riser through RT.

dTimEnd: 2009-03-01T13:00:00+01:00
dTimStart: 2009-03-01T08:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Attempted to leak test LTV2. Greased LTV2, no go. Changed out LTV2.

dTimEnd: 2009-03-01T14:15:00+01:00
dTimStart: 2009-03-01T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Vetco instrumentation continued commissioning XMT.

Parallel activity:
Held tool box talk prior to rig up WL BOP's.
Installed WL BOP's on riser. Dual lift. 
Picked up and made up riser and lower through RT and made up to BOP's. Dual lift
Made up in-situ sub to riser and test cap.
Opened SV with 44 turns. Flushed riser to 100% MEG. 

dTimEnd: 2009-03-01T19:30:00+01:00
dTimStart: 2009-03-01T14:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Leak tested of riser/WL BOP's up to rig floor. 30/200bars 5/10mins.
Leak tested LTV2 and CV. 30/200bars 5/10mins.

dTimEnd: 2009-03-01T21:30:00+01:00
dTimStart: 2009-03-01T19:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued commissioning XMT.

Parallel activity:
Continued with drop object list for derrick.
Lowered flow line support frame down to the well head.
Held tool box talk and spotted WL equipment on the rig floor.

dTimEnd: 2009-03-02T00:00:00+01:00
dTimStart: 2009-03-01T21:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: