Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2016-10-23T00:00:00+02:00 to 2016-10-24T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-24T00:00:00+02:00
dTimDiaHoleStart: 2016-09-29T01:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Demob work
hpht: 0
md: -999.99
mdCsgLast: 1201
mdDiaHoleStart: 0
mdPlanned: -999.99
presTestType: leak off test
reportNo: 6
ropCurrent: -999.99
sum24Hr: - Skidded to F-9 A
- Cut riser on 134,5 m
- Cut and pulled riser joints
- Moved equipment from WH deck to drill floor
- Installed hatches and hole covers.
tightWell: 0
tvdCsgLast: 1012
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Performed TBT for skidding
dTimEnd: 2016-10-23T02:00:00+02:00
dTimStart: 2016-10-23T01:45:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded to STB. Lifted down deck covers from main deck to WH deck.
Skidded AFT then PORT, to well center F-9 A.
dTimEnd: 2016-10-23T03:00:00+02:00
dTimStart: 2016-10-23T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Performed post-skid checks.
Installed stairs to cantiliver.
dTimEnd: 2016-10-23T03:15:00+02:00
dTimStart: 2016-10-23T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Removed hatch and installed scaffolding in moonpool and WH deck.
dTimEnd: 2016-10-23T03:45:00+02:00
dTimStart: 2016-10-23T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: P/U and M/U Cutter BHA and inner string.
P/U and M/U spear assy.
Engaged spear, took 20 ton overpull to confirm.
dTimEnd: 2016-10-23T04:30:00+02:00
dTimStart: 2016-10-23T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Load shifted weight from tension cylinders to TDS
dTimEnd: 2016-10-23T04:45:00+02:00
dTimStart: 2016-10-23T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D tension cylinders.
dTimEnd: 2016-10-23T05:45:00+02:00
dTimStart: 2016-10-23T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D boat collision stool and tension ring. Upper centralizer stuck, unable to remove.
Installed diverter and hose on WH.
dTimEnd: 2016-10-23T06:45:00+02:00
dTimStart: 2016-10-23T05:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Staged up flow to 2400 lpm / 80 bar. Cut riser.
Observed drop of overpull, good indication of cut.
dTimEnd: 2016-10-23T07:00:00+02:00
dTimStart: 2016-10-23T06:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT with ongoing crew
dTimEnd: 2016-10-23T07:15:00+02:00
dTimStart: 2016-10-23T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D diverter and hose from WH.
R/U chain hoist for pulling upper centralizer.
dTimEnd: 2016-10-23T07:45:00+02:00
dTimStart: 2016-10-23T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled riser. Removed upper centralizer (pulled free centralizer with riser flange when pulling the riser).
Built scaffolding around hole openings. Installed wooden blocks to reduce riser movement.
dTimEnd: 2016-10-23T08:45:00+02:00
dTimStart: 2016-10-23T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with riser and landed onto C-plate on drill floor.
dTimEnd: 2016-10-23T09:00:00+02:00
dTimStart: 2016-10-23T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U false rotary
POOH with inner string. R/B spear and cutter assy.
dTimEnd: 2016-10-23T10:00:00+02:00
dTimStart: 2016-10-23T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U spear assy and engaged in riser.
R/D false rotary and C-plate.
Removed BX-elevator and R/U manual elevator on riser.
Landed riser on manual elevator. Lached bails onto manual elevator.
dTimEnd: 2016-10-23T10:45:00+02:00
dTimStart: 2016-10-23T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with riser (Lift #1). Cleaned off marine growth on centralizer deck.
Meanwhile: Emptied pit 6 (clean SW).
dTimEnd: 2016-10-23T11:30:00+02:00
dTimStart: 2016-10-23T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine.
Cut tensioner joint. Significant wave height 1,5 m.
R/D cutting machine.
dTimEnd: 2016-10-23T13:00:00+02:00
dTimStart: 2016-10-23T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O tensioner joint.
Installed link tilt pins on elevator.
dTimEnd: 2016-10-23T14:00:00+02:00
dTimStart: 2016-10-23T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with riser (Lift #2). Cleaned off marine growth on centralizer deck.
dTimEnd: 2016-10-23T14:30:00+02:00
dTimStart: 2016-10-23T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine.
Cut riser joint. Significant wave height 2,2 m.
R/D cutting machine.
dTimEnd: 2016-10-23T15:00:00+02:00
dTimStart: 2016-10-23T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint (Lift #2).
POOH with riser (Lift #3). Cleaned off marine growth on centralizer deck.
dTimEnd: 2016-10-23T15:30:00+02:00
dTimStart: 2016-10-23T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine.
Cut riser joint. Significant wave height 2,1 m.
R/D cutting machine.
dTimEnd: 2016-10-23T16:00:00+02:00
dTimStart: 2016-10-23T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint (Lift #3).
POOH with riser (Lift #4). Cleaned off marine growth on centralizer deck.
Riser out of splash zone at 16:30
dTimEnd: 2016-10-23T16:30:00+02:00
dTimStart: 2016-10-23T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine.
Cut riser joint.
R/D cutting machine.
dTimEnd: 2016-10-23T17:00:00+02:00
dTimStart: 2016-10-23T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint (Lift #4).
POOH with riser (Lift #5). Cleaned off marine growth on centralizer deck.
dTimEnd: 2016-10-23T17:30:00+02:00
dTimStart: 2016-10-23T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine.
Cut riser joint.
R/D cutting machine
dTimEnd: 2016-10-23T18:00:00+02:00
dTimStart: 2016-10-23T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint (Lift #5).
POOH with riser (Lift #6). Cleaned off marine growth on centralizer deck.
dTimEnd: 2016-10-23T18:15:00+02:00
dTimStart: 2016-10-23T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine.
Cut riser joint.
R/D cutting machine
dTimEnd: 2016-10-23T18:45:00+02:00
dTimStart: 2016-10-23T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint (Lift #6).
POOH with riser (Lift #7).
POOH and L/O stress joint.
dTimEnd: 2016-10-23T19:30:00+02:00
dTimStart: 2016-10-23T18:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Clean and cleared drill floor.
dTimEnd: 2016-10-23T19:45:00+02:00
dTimStart: 2016-10-23T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed saddle and riser bucket from HTS.
dTimEnd: 2016-10-23T20:00:00+02:00
dTimStart: 2016-10-23T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O cutting - and spear assy.
dTimEnd: 2016-10-23T21:45:00+02:00
dTimStart: 2016-10-23T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for installing hatches and hole covers.
dTimEnd: 2016-10-23T22:00:00+02:00
dTimStart: 2016-10-23T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted tension cylinders from WH to drill floor.
dTimEnd: 2016-10-23T23:45:00+02:00
dTimStart: 2016-10-23T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed hatches.

**** END OF REPORT ****
dTimEnd: 2016-10-24T00:00:00+02:00
dTimStart: 2016-10-23T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: