Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-10T00:00:00+02:00 to 2013-10-11T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 1.5
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-11T00:00:00+02:00
dTimDiaHoleStart: 2013-10-06T12:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH and fish toolstring.
RIH and set shallow plug, P/T same.
N/D and remove Xmas tree and spacer spool.
Install surface riser and N/U BOP, P/T same.
RIH and retrieve shallow plug on S/L.
R/D wireline. 
hpht: 0
md: 3049
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 52
ropCurrent: -999.99
sum24Hr: Punched tubing at 2782 m.
POOH, L/D punching BHA.
Circulated tubing and annulus to 1,21 sg OBM.
RIH with run #5 (Lock open DHSV) on S/L.
Set lock open ring and POOH.
RIH and attempted to pull FLO w/o sucess. Jarred free and POOH.
Re-build toolstring and RIH to retrieve FLO. Jarred and confirmed FLO free, POOH.
Lost toolstring in hole while POOH.
M/U fishing BHA for fishing lost toolstring. 
tightWell: 0
tvdCsgLast: 3044
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-10T15:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 34
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
dTim: 2013-10-10T01:30:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: Bled of lubricator pressure from 34 bar to 2 bar via closed drain. Closed KWV.
Verified ASV open on AWS local control panel.
dTimEnd: 2013-10-10T00:15:00+02:00
dTimStart: 2013-10-10T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed correlation pass across interval 2840 - 2700 m. Performed tie-in pass on same interval.
Positioned puncher with top shot at 2782 m. WHP 0 bar/ Annulus pressure 3 bar. Punched interval 2782 - 2785 m. Observed annulus pressure 28 bar.
dTimEnd: 2013-10-10T01:45:00+02:00
dTimStart: 2013-10-10T00:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH w/ run#4 from 2782 m to 250 m.
dTimEnd: 2013-10-10T03:00:00+02:00
dTimStart: 2013-10-10T01:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made PA announcement and placed barriers. Powered down SLB unit.
dTimEnd: 2013-10-10T03:15:00+02:00
dTimStart: 2013-10-10T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH from 250 m into tool catcher. Closed HMV and SV.
dTimEnd: 2013-10-10T03:30:00+02:00
dTimStart: 2013-10-10T03:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Broke lubricator. L/D toolstring on deck. All guns fired.
dTimEnd: 2013-10-10T04:45:00+02:00
dTimStart: 2013-10-10T03:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Verified line-up for circulating tubing and annulus.
Opened HMV and KWV.
Staged up pumps and pumped 1,21 sg OBM with 1000 lpm/ 20 bar to FCP 100 bar. Pumped 65 m3.
dTimEnd: 2013-10-10T06:15:00+02:00
dTimStart: 2013-10-10T04:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: R/U slick line for run#5 (DHSV lock open sleeve).
dTimEnd: 2013-10-10T07:45:00+02:00
dTimStart: 2013-10-10T06:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: P/U and M/U BHA for run #5 (Lock open).
dTimEnd: 2013-10-10T08:15:00+02:00
dTimStart: 2013-10-10T07:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Removed hose from multibowl and hooked up same to KWV. Bled off 20 bar to t/t.
dTimEnd: 2013-10-10T08:30:00+02:00
dTimStart: 2013-10-10T08:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Opened SV and HMV. RIH w/ run #5 (lock open) to DHSV at 477 m.
dTimEnd: 2013-10-10T09:15:00+02:00
dTimStart: 2013-10-10T08:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Set lock open ring as per procedure.
dTimEnd: 2013-10-10T10:15:00+02:00
dTimStart: 2013-10-10T09:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Jarred up and sheared pin between D probe and lock mandrel.
dTimEnd: 2013-10-10T12:00:00+02:00
dTimStart: 2013-10-10T10:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH from 477 m to surface. L/D running tool and stinger assembly.
dTimEnd: 2013-10-10T12:30:00+02:00
dTimStart: 2013-10-10T12:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH w/ GS/M pulling tool from surface to 477 m.
dTimEnd: 2013-10-10T13:15:00+02:00
dTimStart: 2013-10-10T12:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Jarred up to release the lock and retrieve FLO from well, no success.
dTimEnd: 2013-10-10T14:15:00+02:00
dTimStart: 2013-10-10T13:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Jarred down to release GS/M pulling tool.
dTimEnd: 2013-10-10T18:30:00+02:00
dTimStart: 2013-10-10T14:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH from 477 m to surface. FLO left in hole.
dTimEnd: 2013-10-10T19:00:00+02:00
dTimStart: 2013-10-10T18:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Held TBT with nightshift. Re-configured toolstring, including hydraulic jar and TDR.
dTimEnd: 2013-10-10T20:15:00+02:00
dTimStart: 2013-10-10T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH w/ jarring toolstring and engaged FLO at 477 m.
dTimEnd: 2013-10-10T20:45:00+02:00
dTimStart: 2013-10-10T20:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Jarred upwards on FLO. Observed free after 15 hits. Confirmed 300 lbs additional weight.
dTimEnd: 2013-10-10T22:15:00+02:00
dTimStart: 2013-10-10T20:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH from 477 m to 284 m w/ 35 m/min. Observed loss of tension and weight. Stopped POOH.
dTimEnd: 2013-10-10T22:30:00+02:00
dTimStart: 2013-10-10T22:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed TBT for way ahead and handling loose wire safely.
dTimEnd: 2013-10-10T22:45:00+02:00
dTimStart: 2013-10-10T22:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH from 284 m to surface. Toolstring parted at time delayed release below cable head.
dTimEnd: 2013-10-10T23:00:00+02:00
dTimStart: 2013-10-10T22:45:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Prepared fishing BHA to fish parted toolstring.
dTimEnd: 2013-10-11T00:00:00+02:00
dTimStart: 2013-10-10T23:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: equipment failure
Lithology and shows: