Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-03-20T00:00:00+01:00 to 2013-03-21T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
daysBehind: 9.2
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-03-21T00:00:00+01:00
dTimDiaHoleStart: 2013-03-20T09:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Wait on cement. M/U 26" Drilling BHA and RIH with same. Drill and orient 26" hole.
hpht: 0
md: 347
mdCsgLast: 202.3
mdDiaHoleStart: 347
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 14
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Rigged down wireline equipment. Performed DROPS check and POOH and L/D 26" BHA. Inspected and worked on top drive. RIH cement stinger to bottom at 347 m. Circulated well to sea water, M/U cement stand and prepared to plug back 26" hole from bottom at 347 m to 30" shoe at 202 m.

Next 24 hrs: Plug back 26" open hole and POOH. M/U new 26" steering assy, RIH and orient drill 26" hole.
tightWell: 0
tvd: 347
tvdCsgLast: 202
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2013-03-20T20:00:00+01:00
density: 1.03
locationSample: Active pit
md: 347
mudClass: water based
presBopRating: 345
pv: -999.99
type: Spud mud
visFunnel: 120
yp: -999.99
dTim: 2013-03-20T10:00:00+01:00
density: 1.4
locationSample: Reserve pit
md: 347
mudClass: water based
presBopRating: 345
pv: -999.99
type: Spud Mud
visFunnel: 100
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Inspected top drive and traveling block.
Found significant wear on top drive torque back-up clamp torque arrestor.
dTimEnd: 2013-03-20T01:00:00+01:00
dTimStart: 2013-03-20T00:00:00+01:00
md: 142
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH 26" BHA on 5 1/2" HWDP from 142 m to 132 m and racked back same.
dTimEnd: 2013-03-20T01:30:00+01:00
dTimStart: 2013-03-20T01:00:00+01:00
md: 132
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Production confirmed well F-14 shut-in at 02:40 hrs. POOH 26" BHA from 132 m  to 14 m breaking down 26" BHA, racked back and L/O same.


dTimEnd: 2013-03-20T06:00:00+01:00
dTimStart: 2013-03-20T01:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Dumped MWD data.
dTimEnd: 2013-03-20T06:30:00+01:00
dTimStart: 2013-03-20T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Unable to rack back MWD tools due to PRS unable to handle non-mag. RIH w/ on-track to 20 m.
dTimEnd: 2013-03-20T07:00:00+01:00
dTimStart: 2013-03-20T06:30:00+01:00
md: 20
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Performed tool box talk, L/D and racked 26" BHA.
dTimEnd: 2013-03-20T09:00:00+01:00
dTimStart: 2013-03-20T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Cleared and cleaned drill floor.
dTimEnd: 2013-03-20T09:30:00+01:00
dTimStart: 2013-03-20T09:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Picked up, made up and RIH with 5 1/2" DP cement stinger with 5" diverter sub.
dTimEnd: 2013-03-20T11:00:00+01:00
dTimStart: 2013-03-20T09:30:00+01:00
md: 169
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Performed tool box talk and repaired worn components on top drive.
dTimEnd: 2013-03-20T17:00:00+01:00
dTimStart: 2013-03-20T11:00:00+01:00
md: 169
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: RIH cement stinger observing with ROV in water, entered F-11 template slot, RIH to 231 m and took 2 tons down weight. Attempted to rotate string with pipe handler to work past restriction area. No-go, engaged top drive and rotated with 10 rpm and 3000 l/min, 4 bar. No-go. Increased rotation to 40 rpm and flow to 4000 l/min, 12 bar. Worked string pasted obstruction and continued washing cement stinger to 331 m.
dTimEnd: 2013-03-20T22:30:00+01:00
dTimStart: 2013-03-20T17:00:00+01:00
md: 331
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: RIH w/ cement stinger on 5 1/2" DP from 331 m, 1000 l/min, 4 bars and tagged TD @347 m with 2 tons. Picked off bottom and circulated 2 x bottoms up with 4000 l/min, 15 bar, 25 rpm, 1-2 kNm.
dTimEnd: 2013-03-20T23:30:00+01:00
dTimStart: 2013-03-20T22:30:00+01:00
md: 347
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Racked back stand and M/U cement stand. RIH to 345 m on cement stand.
dTimEnd: 2013-03-21T00:00:00+01:00
dTimStart: 2013-03-20T23:30:00+01:00
md: 345
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
Lithology and shows: