Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1992-11-17T00:00:00+01:00 to 1992-11-18T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-18T00:00:00+02:00
dateDrillComplete: 1992-12-18
daysBehind: 16.1
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1992-11-18T00:00:00+01:00
dTimDiaHoleStart: 1992-11-17T18:00:00+01:00
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *TEST BOP.
*RUN BOP/RISER.
hpht: 0
md: 547
mdCsgLast: 531
mdDiaHoleStart: 545
mdKickoff: 562
mdPlanned: -999.99
reportNo: 18
ropCurrent: -999.99
sum24Hr: *OPENED HATCH COVER. RAN GUIDE WIRES. PULLED CORROSION CAP.
tightWell: 0
waterDepth: 84
wellheadElevation: 103.3
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: MOVED RIG 30M FORWARD
dTimEnd: 1992-11-17T18:30:00+01:00
dTimStart: 1992-11-17T18:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- position
state: ok
stateDetailActivity: success
comments: RELEASED BOP FROM CARRIER. LIFTED BOP OFF TEST STUMP. INSTALLED VX ON STUMP. SET BOP BACK ON TEST STUMP AND WELDED BOP TO CARRIER. REMOVED RISER AND MOVED CARRIER BACK FOR BOP TESTING.
dTimEnd: 1992-11-17T23:00:00+01:00
dTimStart: 1992-11-17T18:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: OPENED HATCH COVER ON SLOT NO. 3.
dTimEnd: 1992-11-18T00:00:00+01:00
dTimStart: 1992-11-17T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: