Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2015-02-04T00:00:00+01:00 to 2015-02-05T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
daysBehind: 3
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-02-05T00:00:00+01:00
dTimDiaHoleStart: 2015-02-03T13:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 1206
mdCsgLast: 1201
mdDiaHoleStart: 1206
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 10
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Nippled up flowline. ESP workover on F-9 finalized. 
tightWell: 0
tvdCsgLast: 1012
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued nippling up flow line. Meanwhile installed hatches above F-9.

ESP workover on F-9 A finalized. Commisioning to be performed offline.
dTimEnd: 2015-02-04T03:30:00+01:00
dTimStart: 2015-02-04T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: