Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-21T00:00:00+01:00 to 2014-03-22T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-22T00:00:00+01:00
dTimDiaHoleStart: 2014-03-18T16:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pull WB. Install 10 3/4" Lock Down sub.
Nipple Diverter and BOP.
P/U and M/U Claxton tool.
R/D Cylinders, Tensioner Ring and Centralizers.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 29
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Continued POOH with Scraper assy on 5 1/2" DP and 3 1/2" DP from 2521 m while L/D drillpipe to deck.
L/D additional 24 stands 5 1/2" DP from derrick.
RIH with BOP cleaning assy and jetted BOP.
Washed down to subsea WH and tagged WB.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-21T21:00:00+01:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued POOH with Scraper assy on 5 1/2" DP from 2521 to 1138 m while L/D drillpipe to deck.
dTimEnd: 2014-03-21T03:45:00+01:00
dTimStart: 2014-03-21T00:00:00+01:00
md: 1138
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH with scraper assy on 5 stands of 5 1/2" DP from derrick 1138 to 1340 m.
dTimEnd: 2014-03-21T04:00:00+01:00
dTimStart: 2014-03-21T03:45:00+01:00
md: 1340
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: P/U single from deck and B/O XO and L/D same.
dTimEnd: 2014-03-21T04:15:00+01:00
dTimStart: 2014-03-21T04:00:00+01:00
md: 1340
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued RIH with scraper assy on further 19 stands of 5 1/2" DP from derrick from 1340 to 2106 m.
dTimEnd: 2014-03-21T05:15:00+01:00
dTimStart: 2014-03-21T04:15:00+01:00
md: 2106
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued POOH with Scraper assy on 5 1/2" DP from 2106 to 1871 m while L/D drillpipe to deck.
dTimEnd: 2014-03-21T06:00:00+01:00
dTimStart: 2014-03-21T05:15:00+01:00
md: 1871
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued POOH with Scraper assy on 5 1/2" DP from 1871 to 1487 m while L/D drillpipe to deck.
HTS belt failed.
dTimEnd: 2014-03-21T07:30:00+01:00
dTimStart: 2014-03-21T06:00:00+01:00
md: 1487
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Prepared for and changed out belt on HTS.
dTimEnd: 2014-03-21T09:45:00+01:00
dTimStart: 2014-03-21T07:30:00+01:00
md: 1487
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued POOH with Scraper assy on 5 1/2" DP from 1487 to 1138 m while L/D drillpipe to deck.
dTimEnd: 2014-03-21T10:30:00+01:00
dTimStart: 2014-03-21T09:45:00+01:00
md: 1138
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Removed PS21 slips and installed Masterbushing.
Changed out inserts from 5 1/2" to 3 1/2".
dTimEnd: 2014-03-21T10:45:00+01:00
dTimStart: 2014-03-21T10:30:00+01:00
md: 1138
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Flowchecked - well static.
dTimEnd: 2014-03-21T11:00:00+01:00
dTimStart: 2014-03-21T10:45:00+01:00
md: 1138
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: L/D single DP and cleaning assemblies from 1138 to 1092 m.
dTimEnd: 2014-03-21T11:30:00+01:00
dTimStart: 2014-03-21T11:00:00+01:00
md: 1092
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Removed Masterbushing and installed PS21 slips. Function tested same.
dTimEnd: 2014-03-21T11:45:00+01:00
dTimStart: 2014-03-21T11:30:00+01:00
md: 1092
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held TBT to discuss method for racking 3 1/2" DP in derrick.
dTimEnd: 2014-03-21T12:00:00+01:00
dTimStart: 2014-03-21T11:45:00+01:00
md: 1092
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: POOH with scraper assy on 3 1/2" DP from 1092 to 891 m. Racked stands in derrick.
Replaced jaws in aft PRS and while continued operation with forward PRS.
dTimEnd: 2014-03-21T14:30:00+01:00
dTimStart: 2014-03-21T12:00:00+01:00
md: 891
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed TOFS and held TBT for laying out 3 1/2" DP.
dTimEnd: 2014-03-21T14:45:00+01:00
dTimStart: 2014-03-21T14:30:00+01:00
md: 891
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH with Scraper assy on 3 1/2" DP from derrick from 891 to 1092 m.
dTimEnd: 2014-03-21T15:15:00+01:00
dTimStart: 2014-03-21T14:45:00+01:00
md: 1092
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: POOH with Scraper assy on 3 1/2" DP from 1092 to 10 m while L/D pipe to deck.
Average speed: 216 m/hr
dTimEnd: 2014-03-21T20:15:00+01:00
dTimStart: 2014-03-21T15:15:00+01:00
md: 10
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Inspected and L/D Magno assy to deck.
dTimEnd: 2014-03-21T20:30:00+01:00
dTimStart: 2014-03-21T20:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Removed PS21
dTimEnd: 2014-03-21T20:45:00+01:00
dTimStart: 2014-03-21T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rigfloor.
dTimEnd: 2014-03-21T21:00:00+01:00
dTimStart: 2014-03-21T20:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Serviced TDS and checked Standpipe clamps in derrick.
Serviced pipehandling equipment.
dTimEnd: 2014-03-21T21:30:00+01:00
dTimStart: 2014-03-21T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Held TBT.
P/U WH/BOP cleaning assy and RIH to 53 m.
dTimEnd: 2014-03-21T22:00:00+01:00
dTimStart: 2014-03-21T21:30:00+01:00
md: 53
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Jetted slick joint and BOP with 1600 LPM/9 bar and 20 RPM/2 kNm.
dTimEnd: 2014-03-21T22:15:00+01:00
dTimStart: 2014-03-21T22:00:00+01:00
md: 53
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Functioned BOP rams and annular.
dTimEnd: 2014-03-21T22:30:00+01:00
dTimStart: 2014-03-21T22:15:00+01:00
md: 53
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Jetted slick joint and BOP with 1600 LPM/9 bar and 20 RPM/2 kNm.
dTimEnd: 2014-03-21T22:45:00+01:00
dTimStart: 2014-03-21T22:30:00+01:00
md: 53
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up and ran Riser brush
dTimEnd: 2014-03-21T23:00:00+01:00
dTimStart: 2014-03-21T22:45:00+01:00
md: 73
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Washed in from 73 to 183 m with 3500 LPM/65 bar and 20 RMP/4kNm.
dTimEnd: 2014-03-21T23:45:00+01:00
dTimStart: 2014-03-21T23:00:00+01:00
md: 183
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH and tagged WB with 2 T with assy 3 (Magnosweep) at 139 m.
dTimEnd: 2014-03-22T00:00:00+01:00
dTimStart: 2014-03-21T23:45:00+01:00
md: 188
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: