Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-09-16T00:00:00+02:00 to 2016-09-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: 2
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-17T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - N/U BOP
- Cut 13 3/8in csg
- Instal 13 3/8 in EZSV above cut and pressure test below
- Set balanced cement plug on top
- N/D BOP and HP riser
hpht: 0
md: -999.99
mdCsgLast: 2507.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 740
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Skidded cantilever onto F-1 slot

tightWell: 0
tvdCsgLast: 2445.8
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Prepared for skidding
dTimEnd: 2016-09-16T21:30:00+02:00
dTimStart: 2016-09-16T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to skid cantilever
dTimEnd: 2016-09-16T21:45:00+02:00
dTimStart: 2016-09-16T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded cantilever 3m to port and 10m forward
dTimEnd: 2016-09-16T23:00:00+02:00
dTimStart: 2016-09-16T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Removed hatches in moon pool and performed afterskid checks
dTimEnd: 2016-09-17T00:00:00+02:00
dTimStart: 2016-09-16T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
Lithology and shows: