Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-10-02T00:00:00+02:00 to 2013-10-03T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-03T00:00:00+02:00
dTimDiaHoleStart: 2013-09-29T06:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: L/D perforation toolstring #3 re-run.
R/D wireline equipment.
Install hatches on F-1 slot and prepare for skidding to F-15 slot.
Perform final pressure tests on F-1 Xmas tree and hand over well to production.
Receive well F-15 from production, prepare for killing operation.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 34
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Rebuild cable head and prepared for perforation run #3.
RIH with run #3, correlated at depth and attempted to fire guns without success.
POOH perforation toolstring #3, re-build assembly.
RIH perforation assy 3# re-run, correlated at depth and perforated interval 3254 - 3262 m.
POOH with perforation run #3.
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-02T15:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Cut cable and rebuild head. Prepared for perforation run # 3.
dTimEnd: 2013-10-02T03:30:00+02:00
dTimStart: 2013-10-02T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed pre-job safety meeting prior to handling of explosives.
dTimEnd: 2013-10-02T03:45:00+02:00
dTimStart: 2013-10-02T03:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Picked up and made up perforation gun assembly #3 and stabbed lubricator.
dTimEnd: 2013-10-02T04:15:00+02:00
dTimStart: 2013-10-02T03:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Made up and leak tested WL lubricator and quick test sub to 30/200 bar 5/10 min.
dTimEnd: 2013-10-02T04:30:00+02:00
dTimStart: 2013-10-02T04:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Opened well as per procedure. 
RIH w/ perforation run #3 (interval 3254 - 3262 m) as per program and SLB/Aker procedure.
dTimEnd: 2013-10-02T08:15:00+02:00
dTimStart: 2013-10-02T04:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across perforation interval. Positioned gun with top shot at 3254 m. WHP 32 bar.
dTimEnd: 2013-10-02T09:00:00+02:00
dTimStart: 2013-10-02T08:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval 3254 -  3262 m. No indication of guns firing. Attempted to fire several times, no success.
dTimEnd: 2013-10-02T09:45:00+02:00
dTimStart: 2013-10-02T09:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3262 m to 200 m, established barriers prior to pulling guns to surface.
dTimEnd: 2013-10-02T11:45:00+02:00
dTimStart: 2013-10-02T09:45:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Performed TBT prior to handling of unfired guns.
dTimEnd: 2013-10-02T12:00:00+02:00
dTimStart: 2013-10-02T11:45:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH from 200 m to surface. Closed HMW on XMT, inflow tested same and bleed pressure in WL riser as per procedure.
dTimEnd: 2013-10-02T13:00:00+02:00
dTimStart: 2013-10-02T12:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Broke lubricator and disconnected fire head from gun section.
dTimEnd: 2013-10-02T13:30:00+02:00
dTimStart: 2013-10-02T13:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: L/D gun section on HTS. SLB investigated gun section/fire head.
dTimEnd: 2013-10-02T15:00:00+02:00
dTimStart: 2013-10-02T13:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Performed Pre-job Meeting for making up new perforation toolstring.
dTimEnd: 2013-10-02T15:15:00+02:00
dTimStart: 2013-10-02T15:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Picked up and made up new gun assembly #3 re-run. Stabbed lubricator and M/U same, tested quick test sub to 30/200 bar fo 5/10 min.
dTimEnd: 2013-10-02T16:15:00+02:00
dTimStart: 2013-10-02T15:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Opened well as per procedure. RIH w/ perforation run #3 re-run (interval 3254 - 3262 m) to 3375 m.
dTimEnd: 2013-10-02T20:15:00+02:00
dTimStart: 2013-10-02T16:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Correlated across planned perforation interval. Positioned gun with top shot at 3254 m. Reduced WHP from 102 bar to 35 bar.
dTimEnd: 2013-10-02T21:15:00+02:00
dTimStart: 2013-10-02T20:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Perforated interval 3254 - 3262 m and observed good indication that guns had been fired. WHP 35 bar.
dTimEnd: 2013-10-02T21:30:00+02:00
dTimStart: 2013-10-02T21:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH with perforation assembly from 3262 m to 200 m. WHP 35 bar.
dTimEnd: 2013-10-03T00:00:00+02:00
dTimStart: 2013-10-02T21:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: