Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2016-08-28T00:00:00+02:00 to 2016-08-29T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-08-29T00:00:00+02:00
dTimDiaHoleStart: 2016-08-14T18:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Continue operations on well F-5
hpht: 0
md: -999.99
mdCsgLast: 3519
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2775
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 15
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - N/D BOP and diverter
- Pulled HP riser
- Installed hatch on well F-12
tightWell: 0
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued POOH w/ EZSV RT on 5 1/2"  DP from 413 m to 2 m. Avg. tripping speed 987 m/hr.
dTimEnd: 2016-08-28T00:30:00+02:00
dTimStart: 2016-08-28T00:00:00+02:00
md: 2
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: L/D EZSV RT.
Pulled PS-21 slips and installed master bushing
dTimEnd: 2016-08-28T00:45:00+02:00
dTimStart: 2016-08-28T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor.
Meanwhile: Started to drain riser
dTimEnd: 2016-08-28T01:30:00+02:00
dTimStart: 2016-08-28T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: R/U handling equipment for pulling diverter.
Prepared to pull diverter
dTimEnd: 2016-08-28T02:15:00+02:00
dTimStart: 2016-08-28T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for N/D diverter and BOP
dTimEnd: 2016-08-28T02:30:00+02:00
dTimStart: 2016-08-28T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed tension cylinders on BOP
dTimEnd: 2016-08-28T03:30:00+02:00
dTimStart: 2016-08-28T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing and outer ring. Installed lifting eyes for diverter.
Attempted to pull diverter, 7 ton overpull. Installed shims for releasing the diverter lock ring.
Re-attempted to pull diverter.

Installed tension cylinders and aligned BOP/slick joint with diverter.
dTimEnd: 2016-08-28T07:00:00+02:00
dTimStart: 2016-08-28T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed TBT with ongoing drilling crew.
dTimEnd: 2016-08-28T07:15:00+02:00
dTimStart: 2016-08-28T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared to pull diverter. Removed 2 x shims from diverter housing.
dTimEnd: 2016-08-28T07:30:00+02:00
dTimStart: 2016-08-28T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed well controll table-top at drill floor.
dTimEnd: 2016-08-28T08:00:00+02:00
dTimStart: 2016-08-28T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled diverter and secured to 5 1/2" DP in set-back.
Removed slick joint from BOP.
Disconnected BOP tension cylinders.
dTimEnd: 2016-08-28T10:00:00+02:00
dTimStart: 2016-08-28T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Broke NT2 connector.
Performed TBT for skidding BOP onto test stump.
dTimEnd: 2016-08-28T10:30:00+02:00
dTimStart: 2016-08-28T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up BOP using BOP carrier. Skidded BOP and landed on stump. M/U NT2 bolt.
dTimEnd: 2016-08-28T12:00:00+02:00
dTimStart: 2016-08-28T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed scaffolding around riser.
dTimEnd: 2016-08-28T12:30:00+02:00
dTimStart: 2016-08-28T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for pulling riser.
dTimEnd: 2016-08-28T12:45:00+02:00
dTimStart: 2016-08-28T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attached lifting arrangement to TDS bails. P/U 3 ton over pull on HP riser.
dTimEnd: 2016-08-28T13:30:00+02:00
dTimStart: 2016-08-28T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Loosened bolts on HP riser connector. 2 bolts stuck.
dTimEnd: 2016-08-28T14:30:00+02:00
dTimStart: 2016-08-28T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Worked on loosening bolts on HP riser connector.
Meanwhile: Completed skidding checklist. Loosened bolts on hatch on well F-7. Installed kill wing manifold on XT on F-5.
dTimEnd: 2016-08-28T15:00:00+02:00
dTimStart: 2016-08-28T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Pulled and L/O HP riser.
Prepared hatches in moonpool.

Installed hatch on well F-12.
P/U hatch on F-7 (swapping hatches between F-7 and F-9 for later operations).
Meanwhile: Installed check valve in cement head.


********* End of report **********
dTimEnd: 2016-08-28T17:45:00+02:00
dTimStart: 2016-08-28T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: