Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2008-03-29T00:00:00+01:00 to 2008-03-30T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
daysBehind: 17.3
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-03-30T00:00:00+01:00
dTimDiaHoleStart: 2008-03-19T21:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Waiting on weather. Run production riser.
hpht: 0
md: 3510
mdCsgLast: 3508
mdDiaHoleStart: 3510
mdPlanned: -999.99
mdPlugTop: 3448
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 83
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Waited on weather to obtain conditions for running production riser. Meanwhile tested BOP to 15 K. Lifted TBC to drillfloor and performed pre-operational checks. Laid out 10 3/4" casing. Installed vinyl guides and tenison ring in wellhead module decks.
tightWell: 0
tvd: 3138.8
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2008-03-29T13:00:00+01:00
density: 1.03
locationSample: Active pit
md: 3508
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-03-30T00:00:00+01:00
equivalentMudWeight: 1.08
md: 3510
readingKind: measured
Survey stations:
Activities:
comments: Waited on weather.

Meanwhile :
-Worked on hooking up flexible hose
-Tested BOP - 6 month 15 K test - had lekage on test stump
-Changed gasket on test stump and made up NT-2 connector
-Lifted F-4 XMT to moonpool
-Transferred tension cylinders for F-14 to XMT deck

dTimEnd: 2008-03-29T06:00:00+01:00
dTimStart: 2008-03-29T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather for running production riser.

Meanwhile :
-Performed 6 month BOP test to 15 K
-Repaired 10 MT tugger in moonopol
-Moved guide funnel to F-4 and installed debris cover
-Performed derrick inspection
dTimEnd: 2008-03-29T20:00:00+01:00
dTimStart: 2008-03-29T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather for running production riser.

Meanwhile :
-Performed repair of BX elevator
-Lifted TBC joint to drillfllor
-Performed pre-operational checks on TBC
dTimEnd: 2008-03-30T00:00:00+01:00
dTimStart: 2008-03-29T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: