Daily Drilling Report
Well: NO 15/9-F-1
Report period: 2013-08-10T00:00:00+02:00 to 2013-08-11T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-28T00:00:00+01:00
dateDrillComplete: 2013-08-20
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-08-11T00:00:00+02:00
dTimDiaHoleStart: 2013-08-04T15:15:00+02:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 13 3/8" casing in stands.
Pick up hanger, RIH and land 13 3/8" casing.
Perform cement job.
Set and test seal assembly.
Test BOP.
hpht: 0
md: 2602
mdCsgLast: 1348.4
mdDiaHoleStart: 1358
mdPlanned: -999.99
mdStrengthForm: 1358
presTestType: formation integrity test
reportNo: 25
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Rigged up to run 13 3/8" casing. 
RIH with 13 3/8" casing in stands from surface to 2228 m.
tightWell: 0
tvd: 2583
tvdCsgLast: 1336.4
tvdStrengthForm: 1345.9
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-08-10T21:00:00+02:00
density: 1.4
locationSample: Flowline
md: 2602
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
Pore pressure:
Survey stations:
Activities:
comments: Installed casing fill up tool on TDS.
Removed master bushings and installed FMS.
Installed 13 3/8" casing tong.
dTimEnd: 2013-08-10T02:30:00+02:00
dTimStart: 2013-08-10T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to run 13 3/8" casing.
dTimEnd: 2013-08-10T02:45:00+02:00
dTimStart: 2013-08-10T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up shoe track from derrick, made up to double, Baker locked connection and RIH to 63 m.
Experienced problems with running centralizers through slips, removed guides on slips and filled string to enable centralizers to run through.


dTimEnd: 2013-08-10T03:30:00+02:00
dTimStart: 2013-08-10T02:45:00+02:00
md: 63
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8" casing in stands from 63 to 210 m.
Filled casing every 2.th stand.
dTimEnd: 2013-08-10T05:30:00+02:00
dTimStart: 2013-08-10T03:30:00+02:00
md: 210
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Experienced problems with casing tong, not able to release grip.

dTimEnd: 2013-08-10T06:00:00+02:00
dTimStart: 2013-08-10T05:30:00+02:00
md: 210
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with 13 3/8" casing in stands from 210 to 308 m.
Filled casing every 2.th stand.
dTimEnd: 2013-08-10T06:45:00+02:00
dTimStart: 2013-08-10T06:00:00+02:00
md: 308
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed guides in slips.
Held pre-job meeting with oncoming crew prior to run casing.
dTimEnd: 2013-08-10T07:15:00+02:00
dTimStart: 2013-08-10T06:45:00+02:00
md: 308
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8" casing in stands from 308 m to 504 m.
Filled casing every 3.th stand.
Average running speed 112 m/hr - 9 joint/hr.
dTimEnd: 2013-08-10T09:00:00+02:00
dTimStart: 2013-08-10T07:15:00+02:00
md: 504
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Attempted to adjust casing fill up tool to enable filling while RIH, not applicable.
dTimEnd: 2013-08-10T09:30:00+02:00
dTimStart: 2013-08-10T09:00:00+02:00
md: 504
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8" casing in stands from 504 m to 1348 m.
Filled casing every 3.th stand.
Average running speed 153 m/hr - 13 joint/hr.
dTimEnd: 2013-08-10T15:00:00+02:00
dTimStart: 2013-08-10T09:30:00+02:00
md: 1348
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Engaged casing fill up tool  and broke circulation.
Circulated for 10 minutes with 400-1200 liter/min, 10-16 bar.
dTimEnd: 2013-08-10T16:00:00+02:00
dTimStart: 2013-08-10T15:00:00+02:00
md: 1348
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8" casing in stands from 1348 m to 2155m.
Filled casing every 3.th stand.
Average running speed 125 m/hr - 10 joint/hr.
dTimEnd: 2013-08-10T22:30:00+02:00
dTimStart: 2013-08-10T16:00:00+02:00
md: 2155
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8" casing in stands from 2155 m to 2228 m.
Worked tight spots between 2155 m - 2165 m, 2195 m - 2200 m. 
Filled casing every 3.th stand.
dTimEnd: 2013-08-11T00:00:00+02:00
dTimStart: 2013-08-10T22:30:00+02:00
md: 2228
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: