Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-20T00:00:00+01:00 to 2014-02-21T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-21T00:00:00+01:00
dTimDiaHoleStart: 2014-02-19T21:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Clean out cement in 20" casing. Drill out 20" shoe and clean out rathole to 1355 m. Sidetrack from 1355 m and drill 17 1/2" hole. 
hpht: 0
md: 1298
mdCsgLast: 1348.4
mdDiaHoleStart: 1298
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 27
ropCurrent: -999.99
sum24Hr: WOC.
M/U 17 1/2" drilling assembly. RIH with 17 1/2" drilling assembly on 5 1/2" DP to 1200 m. Prepared to P/U and M/U casing. Clean out soft cement in 20" casing from 1293 m to 1302 m. Circulated btm's up and clean. M/U 13 3/8" casing and set same back in derrick.
WOW.
M/U 13 3/8" casing and set same back in derrick.
Performed choke drill with crew.
tightWell: 0
tvdCsgLast: 1336.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-20T20:00:00+01:00
density: 1.4
locationSample: Active pit
md: 1348
mudClass: oil based
presBopRating: 345
pv: 40
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
dTim: 2014-02-20T09:00:00+01:00
density: 1.4
locationSample: Active pit
md: 1348
mudClass: oil based
presBopRating: 345
pv: 40
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
Pore pressure:
Survey stations:
Activities:
comments: WOC.
M/U 17 1/2" drilling assembly to 109 m.
dTimEnd: 2014-02-20T01:30:00+01:00
dTimStart: 2014-02-20T00:00:00+01:00
md: 109
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC.
Removed master bushing and installed auto slips in rotary.
dTimEnd: 2014-02-20T01:45:00+01:00
dTimStart: 2014-02-20T01:30:00+01:00
md: 109
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC.
Continued to M/U 17 1/2" drilling assembly to 231 m.
dTimEnd: 2014-02-20T02:00:00+01:00
dTimStart: 2014-02-20T01:45:00+01:00
md: 231
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC.
RIH 17 1/2" drilling assembly on 5 1/2" DP from 231 m to 1200 m.
Filled string @ 700 and 1200 m.
dTimEnd: 2014-02-20T03:30:00+01:00
dTimStart: 2014-02-20T02:00:00+01:00
md: 1200
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC. 
Prepared to P/U and M/U casing.
Changed damaged hose on PRS.
dTimEnd: 2014-02-20T05:15:00+01:00
dTimStart: 2014-02-20T03:30:00+01:00
md: 1200
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC.
Started to wash down from 1200 m to 1270 m with 2000 lpm, 66 bar.
dTimEnd: 2014-02-20T06:00:00+01:00
dTimStart: 2014-02-20T05:15:00+01:00
md: 1270
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC.
Continued to wash down from 1270 m with 2000 lpm, 66 bar, tagged cement at 1293 m with 6 ton.
dTimEnd: 2014-02-20T06:30:00+01:00
dTimStart: 2014-02-20T06:00:00+01:00
md: 1293
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC.
Drill/clean out soft cement from 1293 m to 1302 m with 3500 lpm, 198 bar, 60 rpm, 4-7 kNm.
dTimEnd: 2014-02-20T07:30:00+01:00
dTimStart: 2014-02-20T06:30:00+01:00
md: 1302
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC.
Circulated btm's up and clean. Started to wait on cement.
dTimEnd: 2014-02-20T09:45:00+01:00
dTimStart: 2014-02-20T07:30:00+01:00
md: 1302
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC.
B/O TDS and R/B stand to 1282 m.
dTimEnd: 2014-02-20T10:00:00+01:00
dTimStart: 2014-02-20T09:45:00+01:00
md: 1282
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC.
Flow checked well for 30 min. Well static.
dTimEnd: 2014-02-20T10:30:00+01:00
dTimStart: 2014-02-20T10:00:00+01:00
md: 1282
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC.
Closed BOP. Monitored well on choke gauge and trip tank.
M/U 13 3/8" casing and set same back in derrick.
Replaced BOP control system PSVs.
dTimEnd: 2014-02-20T13:00:00+01:00
dTimStart: 2014-02-20T10:30:00+01:00
md: 1282
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOW.
Monitored well on choke gauge and trip tank.
M/U 13 3/8" casing and set same back in derrick.
Replaced BOP control system PSVs.

dTimEnd: 2014-02-20T17:00:00+01:00
dTimStart: 2014-02-20T13:00:00+01:00
md: 1282
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW. 
Opened BOP. Monitored well on trip tank.
M/U 13 3/8" casing and set same back in derrick.
Performed choke drill with crew.
Builded and racked 22 stands of 13 3/8" casing in derrick.
Performed inventery on work aloft locker.
Checked oil level on TDS gearbox.
Changed dies on forw PRS.
Rem Hrist alongside at 21:00 hrs, 4,5 m waves.

dTimEnd: 2014-02-21T00:00:00+01:00
dTimStart: 2014-02-20T17:00:00+01:00
md: 1282
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: