Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-06-28T00:00:00+02:00 to 2016-06-29T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-06-29T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - RIH w/ csg cutter, cut 9 5/8 csg
- RIH w/ spear, pull 10 3/4 x 9 5/8 casing above cut
- RIH w/ spear, pull 9 5/8 remaining casing 
- Install 13 3/8 EZSV plug
- Place sement plug in 13 3/8 csg

hpht: 0
md: -999.99
mdCsgLast: 4087.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 14
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Milled 10 3/4 in subsea casing hanger  
- RIH w/ spear BHA, attempted to catch 10 3/4 x 9 5/8 csg fish
tightWell: 0
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: R/B stand of DP. Broke connection w/ 150KNM. Inspect TDS after milling operation. Broke saversub w/ 100KNM
dTimEnd: 2016-06-28T00:45:00+02:00
dTimStart: 2016-06-28T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: M/U saversub to TDS. R/B stand of DP
dTimEnd: 2016-06-28T01:30:00+02:00
dTimStart: 2016-06-28T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: POOH w/ milling BHA to surface, inspect same, cleaned magnets, 6 kg metal recovered from magnet (very fine swarf). Some wear observed on the cutting faces of mill
dTimEnd: 2016-06-28T02:45:00+02:00
dTimStart: 2016-06-28T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: M/U BHA w/ new milling assembly
dTimEnd: 2016-06-28T03:45:00+02:00
dTimStart: 2016-06-28T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: M/U 2ea stands of DP, M/U TDS, established circulation
dTimEnd: 2016-06-28T04:15:00+02:00
dTimStart: 2016-06-28T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Milling out 10 3/4in casing hanger. @ 100-120 RPM 1-3 WOB, 2000 LPM, 3-11 Knm, 5-7 BAR
String stalled out several times @ 24Knm. +/-25 overpull to free pipe.   Milled from 140.98m to 141.10m. Very slow progress

dTimEnd: 2016-06-28T12:00:00+02:00
dTimStart: 2016-06-28T04:15:00+02:00
md: 141
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Continued milling out 10 3/4in casing hanger. @ 100-120 RPM 1-3 WOB, 2000 LPM, 3-11 Knm, 5-7 BAR
String stalled out several times @ 24Knm. +/-25 overpull to free pipe.  Milled from 141.10m to 141.23m. Improved progress. Got traces of H2S of 12 ppm

dTimEnd: 2016-06-28T14:45:00+02:00
dTimStart: 2016-06-28T12:00:00+02:00
md: 141
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Picked of bttm and circulated clean while discussing way forward. Data indicated that mill has passed the hanger, estimated 20cm below planned milling depth, it was decided to POOH w/ milling BHA and attempt to pull csg
dTimEnd: 2016-06-28T16:15:00+02:00
dTimStart: 2016-06-28T14:45:00+02:00
md: 141
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting
dTimEnd: 2016-06-28T16:30:00+02:00
dTimStart: 2016-06-28T16:15:00+02:00
md: 141
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Unable to break out connection. Broke out double and layed out same.
dTimEnd: 2016-06-28T17:00:00+02:00
dTimStart: 2016-06-28T16:30:00+02:00
md: 141
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: DROP check on  TDS
dTimEnd: 2016-06-28T17:15:00+02:00
dTimStart: 2016-06-28T17:00:00+02:00
md: 141
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: POOH from 110m to 12 m, all connections over torqued
dTimEnd: 2016-06-28T18:15:00+02:00
dTimStart: 2016-06-28T17:15:00+02:00
md: 85
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Pulled mill and magnet assy, 1,5kg fine swarf recovered from magnets. Cleaned magnets, checked mill in gauge, observed normal wear on cutting faces
dTimEnd: 2016-06-28T18:30:00+02:00
dTimStart: 2016-06-28T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Layed out mill assy to deck
dTimEnd: 2016-06-28T18:45:00+02:00
dTimStart: 2016-06-28T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor
dTimEnd: 2016-06-28T19:00:00+02:00
dTimStart: 2016-06-28T18:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to P/U BHA
dTimEnd: 2016-06-28T19:15:00+02:00
dTimStart: 2016-06-28T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U spear BHA #19
dTimEnd: 2016-06-28T21:00:00+02:00
dTimStart: 2016-06-28T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: RIH spear BHA on DP to 135m spear depth. L/D single for spaceout
dTimEnd: 2016-06-28T21:30:00+02:00
dTimStart: 2016-06-28T21:00:00+02:00
md: 135
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: M/U TDS to string. Recorded  weights. Weight Up 76T, Weight Down 74T, Free rotation 75T, 3RPM, 0,5KNM
dTimEnd: 2016-06-28T21:45:00+02:00
dTimStart: 2016-06-28T21:30:00+02:00
md: 135
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: RIH while pumping @ 300LPM. Tagged hanger w/ 12,25 guide sleeve @ 140m, spear depth @ 153,4m. Attempted to engage spear. No success.
dTimEnd: 2016-06-28T22:15:00+02:00
dTimStart: 2016-06-28T21:45:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ spear BHA #19, inspected spear, ok. Set spear in catch mode.
dTimEnd: 2016-06-28T23:00:00+02:00
dTimStart: 2016-06-28T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ spear BHA #20 until 12,25 guide sleeve is just above hanger @ 140m
dTimEnd: 2016-06-28T23:45:00+02:00
dTimStart: 2016-06-28T23:00:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attempted to engage spear to fish. No success. Tagged hanger with 12,25 guide sleeve and set down 5T
dTimEnd: 2016-06-29T00:00:00+02:00
dTimStart: 2016-06-28T23:45:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: