Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2010-09-23T00:00:00+02:00 to 2010-09-24T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2010-09-24T00:00:00+02:00
dTimDiaHoleStart: 2010-09-20T08:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: -None.
hpht: 0
md: -999.99
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 4
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Installed 5,72" EVO bridge plug at 3210 m mid element. RD wireline pressure control equipment and handed well over to production department.
tightWell: 0
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued RIH with 5,72" EVO plug to 3220 m.
dTimEnd: 2010-09-23T02:00:00+02:00
dTimStart: 2010-09-23T00:00:00+02:00
md: 3220
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed depth correlation passes. POOH to setting depth and activated DPU. Installed plug with mid element at 3210 m and top plug at 3209,3 m. Lost 400 lbs. WHP 98,7 bar.
dTimEnd: 2010-09-23T03:00:00+02:00
dTimStart: 2010-09-23T02:00:00+02:00
md: 3210
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH with BHA #2.
dTimEnd: 2010-09-23T05:15:00+02:00
dTimStart: 2010-09-23T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed well. WHP = 98.6 bar. Bled down and inflow tested HMV.
dTimEnd: 2010-09-23T06:00:00+02:00
dTimStart: 2010-09-23T05:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Bled off and flushed lubricator with N2.
dTimEnd: 2010-09-23T07:30:00+02:00
dTimStart: 2010-09-23T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: LD toolstring. Running tool OK.
dTimEnd: 2010-09-23T07:45:00+02:00
dTimStart: 2010-09-23T07:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Opened HMV and bled down pressure above DHSV against test separator to 1 bar. Pumped 200 litres of MEG into well. Inflow tested DHSV.
dTimEnd: 2010-09-23T09:30:00+02:00
dTimStart: 2010-09-23T07:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Leak tested x-mas tree cross. 20/100 bar for 5/10 min.
dTimEnd: 2010-09-23T10:30:00+02:00
dTimStart: 2010-09-23T09:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held prejob meeting regarding RD WL equipment with all personnel involved in operation. LD lubricator onto catwalk machine. (HTS)
dTimEnd: 2010-09-23T11:45:00+02:00
dTimStart: 2010-09-23T10:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Disconnected and lifted upper riser to rigfloor with top drive. Disconnected and lifted BOP away in moon pool area. Disconnect and lifted lower riser to rig floor.
dTimEnd: 2010-09-23T14:00:00+02:00
dTimStart: 2010-09-23T11:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Installed x-mas tree top cap and KWV cap. Leak tested both. 20/345 bar for 5/10 min.
dTimEnd: 2010-09-23T15:00:00+02:00
dTimStart: 2010-09-23T14:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Cleaned up in wellhead area. Transfered controll of DHSV and HMV to platform system. Handed well over to Maersk Prod. department. Meanwhile started to skid rig to next location.

--------------------------------- END OF OPERATION---------------------------------------------
dTimEnd: 2010-09-23T16:30:00+02:00
dTimStart: 2010-09-23T15:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: