Daily Drilling Report
Well: NO 15/9-F-15 A
Report period: 2008-12-23T00:00:00+01:00 to 2008-12-24T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-12-11T15:00:00+01:00
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-12-24T00:00:00+01:00
dTimDiaHoleStart: 2008-12-11T15:00:00+01:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Spot LCM pill on TD and perform FIT to 1.56 sg. Drop and pump down gyro. POOH with 12 1/4" BHA and LD 5 1/2" DP. Start to PU "new" 5 1/2" DP.
hpht: 0
md: 2591
mdCsgLast: 2561.8
mdDiaHoleStart: 1381
mdPlanned: -999.99
mdStrengthForm: 1381
presTestType: formation integrity test
reportNo: 13
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: RIH with 12 1/4" clean out assembly from 274 m to 2534.4 m. Drilled out 13 3/8" csg shoetrack from 2534.4 m to 2562 m while displacing to 1.25 sg OBM. Cleaned out 17 1/2" rat hole from 2562 m to 2591 m. Circulated hole clean.
tightWell: 0
tvd: 2442
tvdCsgLast: 2416.2
tvdStrengthForm: 1349
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2008-12-23T23:30:00+01:00
density: 1.24
locationSample: Active pit
md: 2562
mudClass: oil based
presBopRating: 0
pv: 14
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 5.5
dTim: 2008-12-23T11:00:00+01:00
density: 1.25
locationSample: Active pit
md: 2560
mudClass: oil based
presBopRating: 0
pv: 17
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 5.5
Pore pressure:
dTim: 2008-12-24T00:00:00+01:00
equivalentMudWeight: 1
md: 2591
readingKind: estimated
Survey stations:
Activities:
comments: Performed slip & cut of drill line.
dTimEnd: 2008-12-23T03:00:00+01:00
dTimStart: 2008-12-23T00:00:00+01:00
md: 274
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Continued performing slip & cut of drill line.
dTimEnd: 2008-12-23T04:00:00+01:00
dTimStart: 2008-12-23T03:00:00+01:00
md: 274
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Inspected aft PRS for dropped objects.
dTimEnd: 2008-12-23T05:30:00+01:00
dTimStart: 2008-12-23T04:00:00+01:00
md: 274
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Serviced aft PRS and checked bolts on upper connection.
dTimEnd: 2008-12-23T06:00:00+01:00
dTimStart: 2008-12-23T05:30:00+01:00
md: 274
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Serviced aft PRS and checked bolts on upper connection.
dTimEnd: 2008-12-23T07:00:00+01:00
dTimStart: 2008-12-23T06:00:00+01:00
md: 274
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Completed Drops inspection on aft PRS. De-isolated equipment.
dTimEnd: 2008-12-23T10:30:00+01:00
dTimStart: 2008-12-23T07:00:00+01:00
md: 274
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Changed faulty PS21 to PS30 slips and inserted correct carrier and inserts.
dTimEnd: 2008-12-23T11:15:00+01:00
dTimStart: 2008-12-23T10:30:00+01:00
md: 274
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with 12 1/4" BHA from 274 m to 2480 m. Filled every 10 stds with 1.43 sg OBM.
dTimEnd: 2008-12-23T16:00:00+01:00
dTimStart: 2008-12-23T11:15:00+01:00
md: 2480
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: LO single and performed kick drill in 38 sek.
dTimEnd: 2008-12-23T16:15:00+01:00
dTimStart: 2008-12-23T16:00:00+01:00
md: 2480
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Broke circulation and washed down 12 1/4" BHA from 2480 m to 2521 m. Drilling parameters : 2000 lpm / SPP 62 bar / 30 RPM / torque 12-15 kNm.
dTimEnd: 2008-12-23T16:45:00+01:00
dTimStart: 2008-12-23T16:15:00+01:00
md: 2521
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Performed choke drill with day crew.
dTimEnd: 2008-12-23T17:15:00+01:00
dTimStart: 2008-12-23T16:45:00+01:00
md: 2521
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Broke circulation and washed down 12 1/4" BHA from 2521 m to 2534.4 m. Tagged cmt with 3 MT at 2534.4 m. Drilling parameters : 2000 lpm / SPP 62 bar / 30 RPM / torque 12-15 kNm.
dTimEnd: 2008-12-23T19:00:00+01:00
dTimStart: 2008-12-23T17:15:00+01:00
md: 2534.4
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled out shoe track from 2534.4 m to 2561 m whilst displacing to 1.25 sg. Drilling parameters : 3000 lpm / SPP 120 bar / 60 RPM / torque 15-17 kNm.
dTimEnd: 2008-12-23T23:00:00+01:00
dTimStart: 2008-12-23T19:00:00+01:00
md: 2561
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Dumped u-tube and flushed choke/kill and poorboy with 1.25 sg OBM. Filled trip tank and u-tube with 1.25 sg OBM. Liquid seal pressure on u-tube was 12 psi. Lined up manifolds and took SCR with 1.25 sg OBM. Made connection before cleaning out rat hole.
dTimEnd: 2008-12-24T00:00:00+01:00
dTimStart: 2008-12-23T23:00:00+01:00
md: 2561
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: