Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-05-01T00:00:00+02:00 to 2009-05-02T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-05-02T00:00:00+02:00
dTimDiaHoleStart: 2009-04-22T12:45:00+02:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue to wash down with 13 3/8" casing, install casing hanger and land casing string on 5 1/2" HWDP. Carry out casing cementing operations.
hpht: 0
md: 2616
mdCsgLast: 2607.5
mdDiaHoleStart: 1403
mdPlanned: -999.99
mdStrengthForm: 1389
presTestType: formation integrity test
reportNo: 26
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RIH with 13 3/8" casing from 794 - 2195 m; installed Tesco CDS tool and circulated casing prior to running into open hole. Troubleshot and repaired PRS. Washed down with 13 3/8" casing from 2195 - 2235 m.
tightWell: 0
tvd: 2294
tvdCsgLast: 2287.5
tvdStrengthForm: 1331.7
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-05-01T10:00:00+02:00
density: 1.51
locationSample: Flowline
md: 2616
mudClass: oil based
presBopRating: 690
pv: 40
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 14.5
dTim: 2009-05-01T21:00:00+02:00
density: 1.51
locationSample: Active pit
md: 2616
mudClass: oil based
presBopRating: 690
pv: 37
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 12.5
Pore pressure:
Survey stations:
Activities:
comments: Ran 13 3/8" casing as per tally from 290m to 794m. Max running speed 10 joints per hour.
dTimEnd: 2009-05-01T06:00:00+02:00
dTimStart: 2009-05-01T00:00:00+02:00
md: 794
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8" casing from 794 - 1315 m; held pre-job safety meeting with day crew, filled casing with 1.51 sg OBM every 5 joints.
dTimEnd: 2009-05-01T12:30:00+02:00
dTimStart: 2009-05-01T06:00:00+02:00
md: 1310
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/U and function tested Tesco CDS tool; held pre-job safety meeting with involved personnel prior to operations.
dTimEnd: 2009-05-01T14:15:00+02:00
dTimStart: 2009-05-01T12:30:00+02:00
md: 1310
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cleaned and tidied up rig floor.
dTimEnd: 2009-05-01T14:30:00+02:00
dTimStart: 2009-05-01T14:15:00+02:00
md: 1310
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with stands of 13 3/8" casing from 1310 - 1382 m; held pre-job safety meeting with involved personnel prior to operations, filled casing with 1.51 sg OBM as RIH.
dTimEnd: 2009-05-01T15:30:00+02:00
dTimStart: 2009-05-01T14:30:00+02:00
md: 1382
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Broke circulation and circulated casing with 1.51 sg OBM prior to running into open hole (1100 lpm, 13 bar).
dTimEnd: 2009-05-01T16:00:00+02:00
dTimStart: 2009-05-01T15:30:00+02:00
md: 1382
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U new stand of 13 3/8" casing from derrick, unable to operate forward PRS.
dTimEnd: 2009-05-01T16:15:00+02:00
dTimStart: 2009-05-01T16:00:00+02:00
md: 1382
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Troubleshot PRS lower arm; replaced drilling control software.
dTimEnd: 2009-05-01T19:00:00+02:00
dTimStart: 2009-05-01T16:15:00+02:00
md: 1382
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Performed toolbox talks with new crew; went through Tesco CDS tool operations.
dTimEnd: 2009-05-01T19:30:00+02:00
dTimStart: 2009-05-01T19:00:00+02:00
md: 1382
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued to troubleshot forward PRS; unable to lift upper arm.
dTimEnd: 2009-05-01T20:00:00+02:00
dTimStart: 2009-05-01T19:30:00+02:00
md: 1382
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: RIH with stands of 13 3/8" casing from 1382 - 1484 m; broke out and dressed threads on Tesco CDS tool due to alignement problems.
dTimEnd: 2009-05-01T21:30:00+02:00
dTimStart: 2009-05-01T20:00:00+02:00
md: 1418
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with stands of 13 3/8" casing from 1418 - 1848 m; filled casing with 1.51 sg OBM as RIH.
dTimEnd: 2009-05-02T00:00:00+02:00
dTimStart: 2009-05-01T21:30:00+02:00
md: 1848
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: