Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2016-10-18T00:00:00+02:00 to 2016-10-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-19T00:00:00+02:00
dTimDiaHoleStart: 2016-07-30T04:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Cut and pull production riser on F-14
- Skid rig to F-12
- Cut and pull production riser on F-12
hpht: 0
md: -999.99
mdCsgLast: 140.5
mdDiaHoleStart: 3500
mdPlanned: -999.99
presTestType: leak off test
reportNo: 21
ropCurrent: -999.99
sum24Hr: - Skidded rig to F-14
- Removed hatches and hole covers
- RIH with innerstring and load shifted weight to TDS
- R/D tension cylinders
- Cut production riser at 134,9m
- Pulled Multibowl to drill floor and landed off same onto C-plate
tightWell: 0
tvdCsgLast: 140.5
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Performed TBT for skidding rig to well F-14
dTimEnd: 2016-10-18T12:00:00+02:00
dTimStart: 2016-10-18T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded cantilever to well F-14
Removed hatch.
Built scaffolding in moonpool
Installed hole covers on well F-15.

Meanwhile: R/U return hoses.
dTimEnd: 2016-10-18T13:30:00+02:00
dTimStart: 2016-10-18T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Pulled master bushing and lowered NT2 connector down to Multibowl. Installed NT2 connector to Multibowl.
Changed to BX-elevator.
dTimEnd: 2016-10-18T14:30:00+02:00
dTimStart: 2016-10-18T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U cutter BHA. B/O and R/B handling pup and pup joint.
dTimEnd: 2016-10-18T15:45:00+02:00
dTimStart: 2016-10-18T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U Multibowl RT. RIH and engaged RT to Multibowl. Confirmed by taking 20 ton overpull.
dTimEnd: 2016-10-18T16:15:00+02:00
dTimStart: 2016-10-18T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for R/D tension cylinders
dTimEnd: 2016-10-18T16:30:00+02:00
dTimStart: 2016-10-18T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Load shifted weight to TDS.
R/D tension cylinders.
dTimEnd: 2016-10-18T19:00:00+02:00
dTimStart: 2016-10-18T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for R/D boat collision stool
dTimEnd: 2016-10-18T19:15:00+02:00
dTimStart: 2016-10-18T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D boat collision stool and centralizer
dTimEnd: 2016-10-18T20:00:00+02:00
dTimStart: 2016-10-18T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Increased flow rate in steps to 2300 lpm / 82 bar.
Cut riser at 134,9m
dTimEnd: 2016-10-18T20:30:00+02:00
dTimStart: 2016-10-18T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D hoses and valve outlets from Multibowl.
dTimEnd: 2016-10-18T21:30:00+02:00
dTimStart: 2016-10-18T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled riser and inner string to drill floor.
Removed master bushing and installed C-plate.
dTimEnd: 2016-10-18T22:00:00+02:00
dTimStart: 2016-10-18T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: B/O Multibowl RT and parked same in AFT PRS.
Rigged up false rotary.
dTimEnd: 2016-10-18T22:15:00+02:00
dTimStart: 2016-10-18T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled inner string.
R/B cutter BHA.
dTimEnd: 2016-10-18T22:45:00+02:00
dTimStart: 2016-10-18T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U Multibowl RT and removed C-plate.
dTimEnd: 2016-10-18T23:00:00+02:00
dTimStart: 2016-10-18T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled Multibowl and tensioner joint. Stopped every meter to clean off marine growth on centralizer deck.
Installed master bushing and elevator. Landed off riser onto elevator.
dTimEnd: 2016-10-18T23:45:00+02:00
dTimStart: 2016-10-18T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
Started cutting tensioner joint.
dTimEnd: 2016-10-19T00:00:00+02:00
dTimStart: 2016-10-18T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: