Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2007-07-16T00:00:00+02:00 to 2007-07-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
daysBehind: 7.5
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-07-17T00:00:00+02:00
dTimDiaHoleStart: 2007-07-15T12:30:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Land TBC.  R/U surface drilling BOP, and prepare for 17½" hole section.
hpht: 0
md: 1369
mdCsgLast: 1357
mdDiaHoleStart: 1369
mdPlanned: -999.99
mdStrengthForm: 251
presTestType: formation integrity test
reportNo: 34
ropCurrent: -999.99
strengthForm: 1.2
sum24Hr: Made up and ran with HPDR and TBC. Attempted to land Riser. VX ring came off. Installed new VX ring. To much movement to be able to land the TBC.
tightWell: 0
tvd: 0
tvdCsgLast: 1333
tvdStrengthForm: 251
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2007-07-16T16:00:00+02:00
density: 1.35
locationSample: Reserve pit
md: 1369
mudClass: water based
presBopRating: 0
pv: 37
type: HPWBM
visFunnel: -999.99
yp: 10.5
dTim: 2007-07-16T14:00:00+02:00
density: 1.35
locationSample: Reserve pit
md: 1369
mudClass: water based
presBopRating: 0
pv: 39
type: HPWBM
visFunnel: -999.99
yp: 12.5
dTim: 2007-07-16T21:00:00+02:00
density: 1.35
locationSample: Reserve pit
md: 1369
mudClass: water based
presBopRating: 0
pv: 38
type: HPWBM
visFunnel: -999.99
yp: 17.5
Pore pressure:
Survey stations:
Activities:
comments: Made up Fairing (anti collision protection) and run with HPDR to next flange connection. Made up third connection of HPDR.
dTimEnd: 2007-07-16T04:15:00+02:00
dTimStart: 2007-07-16T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Function tested Tie Back Connector
dTimEnd: 2007-07-16T06:00:00+02:00
dTimStart: 2007-07-16T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Attached guide wire clamp above Tie Back Connector.
dTimEnd: 2007-07-16T08:45:00+02:00
dTimStart: 2007-07-16T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued run in with HPDR. Held tool box talk with day shift prior to pick up HPDR double "B". Picked up and made up same. ROV latched on both guide wires to template.
dTimEnd: 2007-07-16T13:45:00+02:00
dTimStart: 2007-07-16T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited on crane, due to helicopter crew change.
dTimEnd: 2007-07-16T14:00:00+02:00
dTimStart: 2007-07-16T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Picked up and ran in with HPDR "B". Simultaneously prepared tools and equipment for installation of centralizers, tension ring and cylinders.
dTimEnd: 2007-07-16T19:00:00+02:00
dTimStart: 2007-07-16T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up tension jnt and fairings.
dTimEnd: 2007-07-16T20:00:00+02:00
dTimStart: 2007-07-16T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to pick up BOP jnt with Claxton tool installed. Picked up BOP jnt with Claxton tool and parked in 5½" elevators.
dTimEnd: 2007-07-16T20:45:00+02:00
dTimStart: 2007-07-16T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Buildt scaffolding in Moon pool to get access for installation of BOP.
dTimEnd: 2007-07-16T21:45:00+02:00
dTimStart: 2007-07-16T20:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up BOP jnt with Claxton tool.
dTimEnd: 2007-07-17T00:00:00+02:00
dTimStart: 2007-07-16T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: