Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-18T00:00:00+02:00 to 2013-06-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-06-19T00:00:00+02:00
dTimDiaHoleStart: 2013-06-16T13:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Perform cleanout run.
Inflow test 7" liner.
hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 22
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Flushed BOP and riser.
Pressure tested well to 270 bar.
Ran in hole with cleanout assembly to 2834m MD.

tightWell: 0
tvd: 3258
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-06-18T16:00:00+02:00
density: 1.32
locationSample: Active pit
md: 4770
mudClass: oil based
presBopRating: 345
pv: 37
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 13
Pore pressure:
Survey stations:
Activities:
comments: Assembled top drive brake without hydraulic connections.
Performed PDO inpection on top drive.
Tested top drive.


dTimEnd: 2013-06-18T03:30:00+02:00
dTimStart: 2013-06-18T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Ran in hole with flushing assembly and flushed BOP and riser with 1600 lpm and 20 rpm.

Meanwhile: Performed prejob meeting prior to pick up and make up cleanout assembly.

dTimEnd: 2013-06-18T08:00:00+02:00
dTimStart: 2013-06-18T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Drained well protector and laid down same.
dTimEnd: 2013-06-18T08:15:00+02:00
dTimStart: 2013-06-18T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to performing pressure test of well against shear ram.
dTimEnd: 2013-06-18T08:30:00+02:00
dTimStart: 2013-06-18T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Lined up and pressure tested the surface lines to 270 bar for 5 minutes. Closed shear ram. Pressure tested well to 270 bar for 10 minutes - ok. Pumped a total of 2400 liters, bled 2400 liters back. Opened shear ram.
dTimEnd: 2013-06-18T09:30:00+02:00
dTimStart: 2013-06-18T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Changed handling equipment.


dTimEnd: 2013-06-18T10:00:00+02:00
dTimStart: 2013-06-18T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Picked up and made up cleanout assembly and removed protective covering.
dTimEnd: 2013-06-18T10:30:00+02:00
dTimStart: 2013-06-18T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Ran in hole with cleanout assembly on 3 1/2" drill pipe to 729m MD.
dTimEnd: 2013-06-18T13:30:00+02:00
dTimStart: 2013-06-18T10:30:00+02:00
md: 729
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed flowcheck. Prepared for picking up 3 1/2" drill pipe from cantilever.
dTimEnd: 2013-06-18T13:45:00+02:00
dTimStart: 2013-06-18T13:30:00+02:00
md: 729
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up 3 1/2" drill pipe singles and ran in hole with cleanout assembly from 729m MD to 1592m MD.
dTimEnd: 2013-06-18T20:15:00+02:00
dTimStart: 2013-06-18T13:45:00+02:00
md: 1592
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up and made up scrape assembly.
dTimEnd: 2013-06-18T20:45:00+02:00
dTimStart: 2013-06-18T20:15:00+02:00
md: 1592
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed to 5 1/2" handling equipment.
dTimEnd: 2013-06-18T21:00:00+02:00
dTimStart: 2013-06-18T20:45:00+02:00
md: 1592
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Broke circulation with 1000 lpm and 170 bar and checked up and down weights.
dTimEnd: 2013-06-18T21:15:00+02:00
dTimStart: 2013-06-18T21:00:00+02:00
md: 1592
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Ran in hole with cleanout assembly from 1592m MD to 2271m MD (scrape at 630m MD).
dTimEnd: 2013-06-18T22:30:00+02:00
dTimStart: 2013-06-18T21:15:00+02:00
md: 2271
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Scraped area from 630m MD to 660m MD with 1000 lpm, 180 bar and 40 rpm.
dTimEnd: 2013-06-18T23:00:00+02:00
dTimStart: 2013-06-18T22:30:00+02:00
md: 2271
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Ran in hole with cleanout assembly on 5 1/2" drill pipe from 2271m MD to 2834m MD.
dTimEnd: 2013-06-19T00:00:00+02:00
dTimStart: 2013-06-18T23:00:00+02:00
md: 2834
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: