Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-07-21T00:00:00+02:00 to 2013-07-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-22T00:00:00+02:00
dTimDiaHoleStart: 2013-07-09T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 55
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Inflow tested SCSSSV and HMV. R/D wireline equipment and prepared for skidding operations..
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Inflow tested surface controlled subsea safety valve for 30 min and hydraulic master valve for 10 min with 56 bar differential.
dTimEnd: 2013-07-21T01:45:00+02:00
dTimStart: 2013-07-21T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Purged riser and lubricator. B/O lubricator and L/O perforation BHA # 8.
dTimEnd: 2013-07-21T04:15:00+02:00
dTimStart: 2013-07-21T01:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: R/D wireline equipment.
dTimEnd: 2013-07-21T10:30:00+02:00
dTimStart: 2013-07-21T04:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Prepared for skidding operation:
Installed weather deck hatches on slot F-11.
Installed drilling hatches on slot F-1
R/D Enviro Unit hand rails and moved same 3 m port.
Performed deck manegement in preparation of equipment for 26" section.
Performed maintenance of drilling equipment.
Spudded Gyro wireline equipment on cantiliver deck.
L/O 26" mud motor BHA on cantiliver.

******* Reporting transfered to F-1 *********
dTimEnd: 2013-07-21T23:00:00+02:00
dTimStart: 2013-07-21T10:30:00+02:00
md: 0
phase: wire line
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
Lithology and shows: