Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-24T00:00:00+01:00 to 2014-03-25T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-25T00:00:00+01:00
dTimDiaHoleStart: 2014-03-22T11:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pull remaining HPDR.
Run Guide Funnel. Prepare for running Production Riser.
Run Production risers.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 32
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Waited on weather window for disconnecting HPDR.
Shut down production. Unlocked TBC and disconnected. Installed debris cap.
Pulled HPDR from 127 to 35 m and L/D same to deck.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-24T21:00:00+01:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Waited on Weather window (12 hrs) for disconnecting and pulling HPDR.
Meanwhile performed maintenance jobs and pressure tested manifolds to 20/345bar 5/10min.
Rigged up hot stab sheaves in moonpool.
Advised Production to shut down at 05:43 hrs.
dTimEnd: 2014-03-24T06:15:00+01:00
dTimStart: 2014-03-24T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Held TBT.
Ran Hot Stab and flushed same. Removed dummy stab and inserted minireel stab.
dTimEnd: 2014-03-24T07:00:00+01:00
dTimStart: 2014-03-24T06:15:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Held TBT with ongoing crew.
dTimEnd: 2014-03-24T07:15:00+01:00
dTimStart: 2014-03-24T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Production shut-in at 07:22 hrs.
Disconnected HPDR. 130 T up weight.
dTimEnd: 2014-03-24T08:30:00+01:00
dTimStart: 2014-03-24T07:15:00+01:00
md: 127
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: ROV installed debris cap and retrieved VX gasket.
Meanwhile L/O XO and single DP.
dTimEnd: 2014-03-24T09:00:00+01:00
dTimStart: 2014-03-24T08:30:00+01:00
md: 127
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled riser above RKB. Splitted and installed Spider. Function tested same.
dTimEnd: 2014-03-24T10:15:00+01:00
dTimStart: 2014-03-24T09:00:00+01:00
md: 125
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed C-plate and Side door Elevator. 
Landed riser.
dTimEnd: 2014-03-24T10:30:00+01:00
dTimStart: 2014-03-24T10:15:00+01:00
md: 125
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke BOP joint connection.
dTimEnd: 2014-03-24T12:15:00+01:00
dTimStart: 2014-03-24T10:30:00+01:00
md: 120
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: L/O BOP joint to deck.
dTimEnd: 2014-03-24T13:00:00+01:00
dTimStart: 2014-03-24T12:15:00+01:00
md: 120
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed BX-elevator and rotator.
dTimEnd: 2014-03-24T13:15:00+01:00
dTimStart: 2014-03-24T13:00:00+01:00
md: 120
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH Tension joint.
dTimEnd: 2014-03-24T13:30:00+01:00
dTimStart: 2014-03-24T13:15:00+01:00
md: 103
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke Tension joint connection.
dTimEnd: 2014-03-24T14:45:00+01:00
dTimStart: 2014-03-24T13:30:00+01:00
md: 103
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: L/D Tension joint to deck.
dTimEnd: 2014-03-24T15:15:00+01:00
dTimStart: 2014-03-24T14:45:00+01:00
md: 103
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Changed out Side door elevator. Installed BX elevator and Riser handling sub.
dTimEnd: 2014-03-24T15:30:00+01:00
dTimStart: 2014-03-24T15:15:00+01:00
md: 103
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH HPDR from 103 to 93 m.
dTimEnd: 2014-03-24T15:45:00+01:00
dTimStart: 2014-03-24T15:30:00+01:00
md: 93
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke out Upper Pup joint connection.
Crane Boom Tip swayed into fibre glass handrail at PRS walkway in derrick.
dTimEnd: 2014-03-24T17:00:00+01:00
dTimStart: 2014-03-24T15:45:00+01:00
md: 93
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: TOFS: Banksman observed Crane Boom Tip swayed into fibreglass handrail at PRS walkway in derrick.
Stopped job. Barriered off area. Informed Supervisors, checked and secured fibre glass handrails.
dTimEnd: 2014-03-24T17:30:00+01:00
dTimStart: 2014-03-24T17:00:00+01:00
md: 93
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: L/O Upper Pup joint to deck.
dTimEnd: 2014-03-24T18:00:00+01:00
dTimStart: 2014-03-24T17:30:00+01:00
md: 93
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH Splash zone joint.
dTimEnd: 2014-03-24T18:15:00+01:00
dTimStart: 2014-03-24T18:00:00+01:00
md: 79
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Started to break out connection on Splash zone joint.
dTimEnd: 2014-03-24T19:00:00+01:00
dTimStart: 2014-03-24T18:15:00+01:00
md: 79
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held TBT for ongoing crew.
dTimEnd: 2014-03-24T19:15:00+01:00
dTimStart: 2014-03-24T19:00:00+01:00
md: 79
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued to break out connection on Splash zone joint.
dTimEnd: 2014-03-24T19:45:00+01:00
dTimStart: 2014-03-24T19:15:00+01:00
md: 79
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Deck crew on helideck.
dTimEnd: 2014-03-24T20:00:00+01:00
dTimStart: 2014-03-24T19:45:00+01:00
md: 79
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Performed Crane Boom Tip inspection
dTimEnd: 2014-03-24T20:30:00+01:00
dTimStart: 2014-03-24T20:00:00+01:00
md: 79
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Brought up 3 ea Riser lifting tools and slings to rig floor.
dTimEnd: 2014-03-24T20:45:00+01:00
dTimStart: 2014-03-24T20:30:00+01:00
md: 79
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued to pull, break out and L/D HPDR joints from 79 to 35 m.
dTimEnd: 2014-03-25T00:00:00+01:00
dTimStart: 2014-03-24T20:45:00+01:00
md: 35
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: