Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2012-09-18T00:00:00+02:00 to 2012-09-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2012-09-19T00:00:00+02:00
dTimDiaHoleStart: 2012-09-15T19:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: End of operation. 
hpht: 0
md: -999.99
mdDiaHoleStart: 3660
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 4
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: R/D wireline equipment and back loaded equipment. 
tightWell: 0
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Held brief prior to R/D lower lubricator and BOP.
dTimEnd: 2012-09-18T00:45:00+02:00
dTimStart: 2012-09-18T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lifted lower lubricator to rig floor with top drive. Lifted BOP away in moon pool. RD lower riser. Installed tree cap. R/D manifold on KWV. Installed KWV cap. Lifted out grease pump and N2 bottles from rig floor. Lifted out BOP from moon pool.
dTimEnd: 2012-09-18T04:50:00+02:00
dTimStart: 2012-09-18T00:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lined up and leak tested XMT cross to 20/280 bar for 5/10 min. Leak tested tree cap and KWV cap to 20/345 bar for 5/10 min.
dTimEnd: 2012-09-18T06:00:00+02:00
dTimStart: 2012-09-18T04:50:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Continued to rig down WL equipment. Handed well back to production.
dTimEnd: 2012-09-18T11:00:00+02:00
dTimStart: 2012-09-18T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Packed and prepared for back load.
**********End of operation.***************
dTimEnd: 2012-09-18T12:00:00+02:00
dTimStart: 2012-09-18T11:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: