Daily Drilling Report
Well: NO 15/9-F-1
Report period: 2013-07-22T00:00:00+02:00 to 2013-07-23T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-28T00:00:00+01:00
dateDrillComplete: 2013-08-20
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-23T00:00:00+02:00
dTimDiaHoleStart: 2013-07-21T23:00:00+02:00
diaHole: 36
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drill and orientate 26" hole
hpht: 0
md: 226
mdCsgLast: 220.9
mdDiaHoleStart: 226
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 6
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Skidded rig to slot F-1 and serviced drilling equipment. P/U and M/U 26" mud motor steerable BHA. Drilled out excess cement, 30" conductor float and rat hole.

Meanwhile: 
Filled X-mas tree with MEG and pressure tested tree cap to 30/200 bar for 5/10 min.
Pressure tested SV to 30/200 bar for 5/10 min
Bullheaded fluid train: 3m3 MEG, 6.6 m3 Packer fluid and 1.2 MEG m3
Inflow tested SCSSSV for 30 min.
Futher testing suspended untill F-1 below SCSSSV.
tightWell: 0
tvd: 226
tvdCsgLast: 220.9
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2013-07-22T03:20:00+02:00
density: 1.35
locationSample: Reserve pit
md: 238
mudClass: water based
presBopRating: 0
pv: 23
type: KCl/Polymer/GEM
visFunnel: 100
yp: 13.5
dTim: 2013-07-22T14:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 221
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 120
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Skidded rig 2.95 m total port and positioned well center above slot F-1.
dTimEnd: 2013-07-22T00:30:00+02:00
dTimStart: 2013-07-22T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Changed out topdrive saver sub and leak tested wash pipe. Changed handling equipment and cleared rig floor of excess equipment.

Meanwhile: Prepared 26" steerable BHA.
dTimEnd: 2013-07-22T06:00:00+02:00
dTimStart: 2013-07-22T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U 26" mud motor steerable BHA to 36 m. Plugged-in MWD tools. Observed communication problems between Bi-communicational pulse module and gyro sub. 

dTimEnd: 2013-07-22T12:15:00+02:00
dTimStart: 2013-07-22T06:00:00+02:00
md: 36
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Troubleshoot tool communication failure.
dTimEnd: 2013-07-22T14:15:00+02:00
dTimStart: 2013-07-22T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: P/U and M/U 26" mud motor steerable BHA  to 103 m.
*ROV in for close cover.
dTimEnd: 2013-07-22T17:15:00+02:00
dTimStart: 2013-07-22T14:15:00+02:00
md: 103
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH with 26" BHA on 5 1/2" HWDP from 103 m to 130 m and removed debris cap from cuttings transport system.
*ROV in for close cover.
dTimEnd: 2013-07-22T17:45:00+02:00
dTimStart: 2013-07-22T17:15:00+02:00
md: 130
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH with 26" BHA on 5 1/2" HWDP from 130 m to 145 m inside 30" conductor.
dTimEnd: 2013-07-22T18:00:00+02:00
dTimStart: 2013-07-22T17:45:00+02:00
md: 145
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: R/U gyro wireline sheaves and wire
dTimEnd: 2013-07-22T19:15:00+02:00
dTimStart: 2013-07-22T18:00:00+02:00
md: 145
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH with 26" BHA on 5 1/2" HWDP from 145 m to 184 m.
dTimEnd: 2013-07-22T19:30:00+02:00
dTimStart: 2013-07-22T19:15:00+02:00
md: 184
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH with 26" BHA on 5 1/2" DP from 184 m to 212 m.
dTimEnd: 2013-07-22T19:45:00+02:00
dTimStart: 2013-07-22T19:30:00+02:00
md: 212
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Recorded Up/Dn weight, 98/95 MT and established washing parameters with 2500 lpm, 3 bar, 20 rpm, 3 kNm.
dTimEnd: 2013-07-22T20:00:00+02:00
dTimStart: 2013-07-22T19:45:00+02:00
md: 212
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Washed down from 212 m and tagged TOC at 217 m with 2 MT.
dTimEnd: 2013-07-22T20:15:00+02:00
dTimStart: 2013-07-22T20:00:00+02:00
md: 217
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Drilled out cement, float and rat hole from 217 m to 226 m with 3500 lpm, 85 bar, WOB 1-2 MT, 60 rpm, 3-.6 kNm.
dTimEnd: 2013-07-23T00:00:00+02:00
dTimStart: 2013-07-22T20:15:00+02:00
md: 226
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: