Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2012-09-16T00:00:00+02:00 to 2012-09-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2012-09-17T00:00:00+02:00
dTimDiaHoleStart: 2012-09-15T19:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Log RST. R/D.

Expected status tomorrow at 06:00: Rigging down.
hpht: 0
md: -999.99
mdDiaHoleStart: 3660
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: R/U wireline equipment on well. Installed RST toolstring in lubricator. Tested R/U. Opened well and RIH. Logged RST-D in sigma mode and RST-D in IC mode.
tightWell: 0
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Changed to workover hatch.
dTimEnd: 2012-09-16T00:45:00+02:00
dTimStart: 2012-09-16T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Held DOP meeting on drill floor prior to R/U on well.
dTimEnd: 2012-09-16T01:30:00+02:00
dTimStart: 2012-09-16T00:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Removed XMT top cap and installed lower riser and BOP. Installed chiksan manifold on KWV.
dTimEnd: 2012-09-16T03:00:00+02:00
dTimStart: 2012-09-16T01:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Leak tested lower riser/BOP connections to 20/120 bar for 5/10 min and function tested BOP. Leak tested chiksan manifold against closed KWV to 20/120 bar for 5/10 min.
dTimEnd: 2012-09-16T04:00:00+02:00
dTimStart: 2012-09-16T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lowered down lower lubricator from rig floor and stabbed onto BOP.
dTimEnd: 2012-09-16T04:45:00+02:00
dTimStart: 2012-09-16T04:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed debrief.
dTimEnd: 2012-09-16T05:00:00+02:00
dTimStart: 2012-09-16T04:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Lifted up lubricator and GIH in elevator. Add appox 40 litres of Ramex RX 72 into riser.
dTimEnd: 2012-09-16T05:45:00+02:00
dTimStart: 2012-09-16T05:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Installed RST toolstring into lubricator.
dTimEnd: 2012-09-16T06:00:00+02:00
dTimStart: 2012-09-16T05:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued to install RST toolstring.
dTimEnd: 2012-09-16T07:15:00+02:00
dTimStart: 2012-09-16T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made up connections and filled lubricator with MEG. Tested R/U to 20/120 bar for 5/10 min.
dTimEnd: 2012-09-16T08:50:00+02:00
dTimStart: 2012-09-16T07:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Opened well and RIH with BHA#1, RST toolstring to 3645 m. WHP: 42 bar
dTimEnd: 2012-09-16T12:25:00+02:00
dTimStart: 2012-09-16T08:50:00+02:00
md: 3645
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Ran correlation pass between 3645 and 3420 m. Adjusted the depth according to reference log.
dTimEnd: 2012-09-16T13:05:00+02:00
dTimStart: 2012-09-16T12:25:00+02:00
md: 3642
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Logged RST-D in Sigma mode between 3642 - 3456 m @ 4.5m/min.
dTimEnd: 2012-09-16T14:20:00+02:00
dTimStart: 2012-09-16T13:05:00+02:00
md: 3456
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH from 3456 to 3642.
dTimEnd: 2012-09-16T14:40:00+02:00
dTimStart: 2012-09-16T14:20:00+02:00
md: 3635
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Logged RST-D in IC mode pass#1 from 3635 - 3460m @ 0.5m/min.
dTimEnd: 2012-09-16T21:45:00+02:00
dTimStart: 2012-09-16T14:40:00+02:00
md: 3460
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH from 3460 to 3637.
dTimEnd: 2012-09-16T22:15:00+02:00
dTimStart: 2012-09-16T21:45:00+02:00
md: 3637
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Logged RST-D in IC mode pass#2 from 3637 - 3600 m @ 0.5m/min.
dTimEnd: 2012-09-17T00:00:00+02:00
dTimStart: 2012-09-16T22:15:00+02:00
md: 3600
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: