Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-02T00:00:00+02:00 to 2014-04-03T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-03T00:00:00+02:00
dTimDiaHoleStart: 2014-03-29T11:30:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 7" completion string.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 41
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RIH with 10 3/4" tie back adapter. Landed tie back adapter and sat off weight. Installed 10 3/4" tie back adapter setting tool. Set adjustable sub as per Drill Quip procedure. Pressure tested tie back adapter to 345 bar for 10 min. Set seal assembly as per Vetco Gray procedure. Installed secondary bowl protector. RIH with VMB plug retrieving tool to 160 m.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-04-02T21:00:00+02:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued to RIH with 10 3/4" tie back from 15 to 107 m.
dTimEnd: 2014-04-02T01:45:00+02:00
dTimStart: 2014-04-02T00:00:00+02:00
md: 107
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: P/U and inspected adjustable Sub assy.
Removed guides in slips and RIH with assy to 119 m.
dTimEnd: 2014-04-02T02:30:00+02:00
dTimStart: 2014-04-02T01:45:00+02:00
md: 119
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: P/U racked landing string and RIH to above landing point.
dTimEnd: 2014-04-02T03:30:00+02:00
dTimStart: 2014-04-02T02:30:00+02:00
md: 138
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Landed tie back adapter and sat off weight. Visuallly inspected color marking seen at Annulus valve at multi bowl. Orange seen. Evaluated situation and pulled up and re-landed two times. Yellow color seen.
dTimEnd: 2014-04-02T04:00:00+02:00
dTimStart: 2014-04-02T03:30:00+02:00
md: 139
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Attempted to spin in 10 3/4" tie back adapter by elevator, but no rotation seen at Annulus valve on Multi Bowl.
Spinned 6 1/2 turns using casing tong and released CHRT.
Pulled out stand with CHRT and racked in aft PRS.
dTimEnd: 2014-04-02T04:30:00+02:00
dTimStart: 2014-04-02T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Held TBT
dTimEnd: 2014-04-02T04:45:00+02:00
dTimStart: 2014-04-02T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Rigged down casing handling equipment and rigged up for DP.
dTimEnd: 2014-04-02T05:30:00+02:00
dTimStart: 2014-04-02T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: P/U and M/U 10 3/4" tie back adapter setting tool.
dTimEnd: 2014-04-02T05:45:00+02:00
dTimStart: 2014-04-02T05:30:00+02:00
md: 5
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with 10 3/4" tie back adapter setting tool on 5 1/2" DP to 70 m.
dTimEnd: 2014-04-02T06:00:00+02:00
dTimStart: 2014-04-02T05:45:00+02:00
md: 70
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with 10 3/4" tie back adapter setting tool on 5 1/2" DP from 70 to 138 m.
dTimEnd: 2014-04-02T06:15:00+02:00
dTimStart: 2014-04-02T06:00:00+02:00
md: 138
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Engaged torque tool and M/U tie back string to 17,5 kNm. Confirmed correct land out of tie back. Torqued up from 17,5 kNm to 30 kNm.
dTimEnd: 2014-04-02T07:15:00+02:00
dTimStart: 2014-04-02T06:15:00+02:00
md: 145
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: POOH with torque tool from 145 m and L/D same.
dTimEnd: 2014-04-02T07:45:00+02:00
dTimStart: 2014-04-02T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Deck crew at heli deck. Cleaned and cleared drillfloor.
dTimEnd: 2014-04-02T08:00:00+02:00
dTimStart: 2014-04-02T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: M/U jet sub assy and adjustable sub setting tool.
dTimEnd: 2014-04-02T08:45:00+02:00
dTimStart: 2014-04-02T08:00:00+02:00
md: 15
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with adjustable sub setting tool to 27 m.
dTimEnd: 2014-04-02T09:00:00+02:00
dTimStart: 2014-04-02T08:45:00+02:00
md: 27
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Confirmed correct space out. Applied 140 bar on string, took 12-13 ton overpull. Bleed off pressure and maintained over pull. Set adjustable sub as per Drill Quip procedure while Vetco observed for casing hanger movement.
dTimEnd: 2014-04-02T10:00:00+02:00
dTimStart: 2014-04-02T09:00:00+02:00
md: 27
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Attempted several times to POOH with adjustable setting tool with no success.
dTimEnd: 2014-04-02T12:00:00+02:00
dTimStart: 2014-04-02T10:00:00+02:00
md: 27
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Brainstorm. Discussed problem with town.
dTimEnd: 2014-04-02T13:30:00+02:00
dTimStart: 2014-04-02T12:00:00+02:00
md: 27
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Closed annular, applied 20 bar on annulus. Pulled tool free and up 2 m with no over pull.
dTimEnd: 2014-04-02T14:00:00+02:00
dTimStart: 2014-04-02T13:30:00+02:00
md: 25
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Opened annular and released pressure while pulled up 3 m with 6-8 ton drag. Observed 15 ton over pull, slacked of weight.
dTimEnd: 2014-04-02T14:15:00+02:00
dTimStart: 2014-04-02T14:00:00+02:00
md: 22
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Closed annular, applied 20 bar on annulus. Stripped out to 19 m with 3 ton over pull. Bleed off pressure and opened annular.
dTimEnd: 2014-04-02T14:30:00+02:00
dTimStart: 2014-04-02T14:15:00+02:00
md: 19
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: POOH with adjustable setting tool from 19 m to surface. Inspected tool and observed locking ring broken in 3 pieces.
dTimEnd: 2014-04-02T15:00:00+02:00
dTimStart: 2014-04-02T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Performed pre-job meeting prior to B/O and L/D adjustable setting tool.
dTimEnd: 2014-04-02T15:15:00+02:00
dTimStart: 2014-04-02T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: B/O and L/D adjustable setting tool.
dTimEnd: 2014-04-02T16:00:00+02:00
dTimStart: 2014-04-02T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to P/U and M/U casing hanger running string.
dTimEnd: 2014-04-02T16:15:00+02:00
dTimStart: 2014-04-02T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U and M/U casing hanger running string as per Vetco procedurer.
dTimEnd: 2014-04-02T17:00:00+02:00
dTimStart: 2014-04-02T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to pressure test tie back adapter.
dTimEnd: 2014-04-02T17:15:00+02:00
dTimStart: 2014-04-02T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed line test to 345 bar for 5 min.
dTimEnd: 2014-04-02T17:30:00+02:00
dTimStart: 2014-04-02T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pressure tested tie back adapter to 345 bar for 10 min. 454 ltr pumped and recieved.
dTimEnd: 2014-04-02T18:00:00+02:00
dTimStart: 2014-04-02T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with landing string and L/D same.
dTimEnd: 2014-04-02T18:45:00+02:00
dTimStart: 2014-04-02T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to M/U and run seal assembly.
dTimEnd: 2014-04-02T19:00:00+02:00
dTimStart: 2014-04-02T18:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: M/U seal assembly on running tool. Connected hydraulic lines.
dTimEnd: 2014-04-02T20:00:00+02:00
dTimStart: 2014-04-02T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with seal assembly and landed out at 20,6 m. Engaged dogs and took 10 ton over pull.
dTimEnd: 2014-04-02T20:15:00+02:00
dTimStart: 2014-04-02T20:00:00+02:00
md: 20.6
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Set seal assembly, applied 345 bar for 10 min.
dTimEnd: 2014-04-02T21:00:00+02:00
dTimStart: 2014-04-02T20:15:00+02:00
md: 20.6
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Released seal assembly running tool. POOH with running tool and L/D same.
dTimEnd: 2014-04-02T21:45:00+02:00
dTimStart: 2014-04-02T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: M/U R/T and installed secondary bowl protector in well head.
dTimEnd: 2014-04-02T22:15:00+02:00
dTimStart: 2014-04-02T21:45:00+02:00
md: 20.5
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with secondary bowl protector running tool and L/D same.
dTimEnd: 2014-04-02T22:30:00+02:00
dTimStart: 2014-04-02T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2014-04-02T23:00:00+02:00
dTimStart: 2014-04-02T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to M/U VMB plug retrieving tool.
dTimEnd: 2014-04-02T23:15:00+02:00
dTimStart: 2014-04-02T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U VMB plug retrieving tool and inspected same.
dTimEnd: 2014-04-02T23:30:00+02:00
dTimStart: 2014-04-02T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: RIH with VMB plug retrieving tool to 160 m.
dTimEnd: 2014-04-02T23:45:00+02:00
dTimStart: 2014-04-02T23:30:00+02:00
md: 160
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Removed manual slips and bushing from rotary.
dTimEnd: 2014-04-03T00:00:00+02:00
dTimStart: 2014-04-02T23:45:00+02:00
md: 160
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: