Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-07-24T00:00:00+02:00 to 2008-07-25T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-07-25T00:00:00+02:00
dTimDiaHoleStart: 2008-07-15T18:30:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Change out the Wash pipe on the TDS. Displace to 1.30 SG as drilling shoe track, clean rathole, 3m new formation. Perform FIT with 1.30 SG mud. Drill 8½" to ~3150m, raise MW in steps to 1.45SG. 
hpht: 0
md: 2927
mdCsgLast: 2921
mdDiaHoleStart: 1418
mdPlanned: -999.99
mdStrengthForm: 1415
presTestType: formation integrity test
reportNo: 25
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Completed BOP test. M/U and RIH with 8½" BHA from surface to 2551m. Commenced changing out the Wash pipe on the TDS.
tightWell: 0
tvd: 2614
tvdCsgLast: 2608.6
tvdStrengthForm: 1346
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-07-24T22:00:00+02:00
density: 1.42
locationSample: Active pit
md: 2927
mudClass: oil based
presBopRating: 345
pv: 26
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 11.5
dTim: 2008-07-24T12:00:00+02:00
density: 1.42
locationSample: Active pit
md: 2927
mudClass: oil based
presBopRating: 345
pv: 25
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 12.5
Pore pressure:
dTim: 2008-07-25T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1415
readingKind: estimated
Survey stations:
Activities:
comments: Continued performing BOP test.
Simultaneously cleaned out filters on mud pumps and cleaned out mill tank.
dTimEnd: 2008-07-24T06:00:00+02:00
dTimStart: 2008-07-24T00:00:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Continued test BOP 25/345bar 5/10 min, as per MCN test procedure.

dTimEnd: 2008-07-24T08:45:00+02:00
dTimStart: 2008-07-24T06:00:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Cleared & cleaned around RT.

dTimEnd: 2008-07-24T09:00:00+02:00
dTimStart: 2008-07-24T08:45:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Released wear bushing RT. POOH wear bushing RT from 138m to 5m, strapped pipe. Measured Datum 138,87m.

dTimEnd: 2008-07-24T11:00:00+02:00
dTimStart: 2008-07-24T09:00:00+02:00
md: 5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and laid out wear bushing.

dTimEnd: 2008-07-24T12:00:00+02:00
dTimStart: 2008-07-24T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleared & cleaned around RT.

dTimEnd: 2008-07-24T12:30:00+02:00
dTimStart: 2008-07-24T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to M/U 8½" BHA.

dTimEnd: 2008-07-24T12:45:00+02:00
dTimStart: 2008-07-24T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: M/U 8½" BHA from surface to 61m.

dTimEnd: 2008-07-24T16:15:00+02:00
dTimStart: 2008-07-24T12:45:00+02:00
md: 61
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held tool box talk and installed radioactive source.

dTimEnd: 2008-07-24T16:45:00+02:00
dTimStart: 2008-07-24T16:15:00+02:00
md: 61
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued M/U 8½" BHA from 61m to 70m.

dTimEnd: 2008-07-24T17:15:00+02:00
dTimStart: 2008-07-24T16:45:00+02:00
md: 70
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Changed to 5" handling equipment & checked PRS dies.

dTimEnd: 2008-07-24T17:30:00+02:00
dTimStart: 2008-07-24T17:15:00+02:00
md: 70
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Continued M/U 8½" BHA from 70m to 90m.

dTimEnd: 2008-07-24T18:45:00+02:00
dTimStart: 2008-07-24T17:30:00+02:00
md: 90
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Dressed auto slips to 5".

dTimEnd: 2008-07-24T19:30:00+02:00
dTimStart: 2008-07-24T18:45:00+02:00
md: 116
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH with 8½" BHA on 5" DP from 116m to 1216m. Tested MWD tools at 484m. Filled the pipe every 500m. 

dTimEnd: 2008-07-25T00:00:00+02:00
dTimStart: 2008-07-24T19:30:00+02:00
md: 1216
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: