Daily Drilling Report
Well: NO 15/9-F-7
Report period: 2016-07-28T00:00:00+02:00 to 2016-07-29T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-05-01T00:00:00+02:00
dateDrillComplete: 2007-10-04
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-29T00:00:00+02:00
dTimDiaHoleStart: 2016-07-28T10:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Pull 12 tubing joints
- Engage spear at surface and RIH to 849m. Leave tubing in well
- Install EZSV and place balanced cement plug
- Rig down surface riser and diverter
- Skid to next well (F-14)
hpht: 0
md: -999.99
mdCsgLast: 1062
mdDiaHoleStart: 1
mdPlanned: -999.99
mdStrengthForm: 0
presTestType: leak off test
reportNo: 1
ropCurrent: -999.99
strengthForm: 0
sum24Hr: - Skidded rig to F-7
- Rigged down surface equipment on wellhead
- Installed surface riser and diverter
- Retrieved and L/O TH
- Pulled tubing
tightWell: 0
tvdCsgLast: 1056.7
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Performed TBT for skidding to F-7
dTimEnd: 2016-07-28T09:15:00+02:00
dTimStart: 2016-07-28T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Finalized skidding checklists. Removed access stairs to cantilever.
dTimEnd: 2016-07-28T09:30:00+02:00
dTimStart: 2016-07-28T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded rig over well F-7.
dTimEnd: 2016-07-28T10:30:00+02:00
dTimStart: 2016-07-28T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Installed access stairs to cantilever.
dTimEnd: 2016-07-28T10:45:00+02:00
dTimStart: 2016-07-28T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Performed TBT for pulling hatches on F-7.
dTimEnd: 2016-07-28T11:00:00+02:00
dTimStart: 2016-07-28T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Confirmed no pressure in well. Opened up bleed off valve and ball valve on well head.
dTimEnd: 2016-07-28T11:30:00+02:00
dTimStart: 2016-07-28T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled hatch.
dTimEnd: 2016-07-28T11:45:00+02:00
dTimStart: 2016-07-28T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attached lifting arrangement for spool piece to TDS and tuggers using double securing.
Adjusted lock ring on well head.

Pulled spool piece to drill floor and L/O same.
dTimEnd: 2016-07-28T13:00:00+02:00
dTimStart: 2016-07-28T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed master bushing. Installed hatch cover in moonpool.
dTimEnd: 2016-07-28T13:15:00+02:00
dTimStart: 2016-07-28T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and prepared seal area on well head.
Meanwhile: Performed TBT P/U surface riser.
dTimEnd: 2016-07-28T14:15:00+02:00
dTimStart: 2016-07-28T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U surface riser from cantilever.
dTimEnd: 2016-07-28T14:45:00+02:00
dTimStart: 2016-07-28T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for running and landing surface riser on WH.
dTimEnd: 2016-07-28T15:00:00+02:00
dTimStart: 2016-07-28T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing and hatch cover in moonpool.
RIH and landed surface riser on NT2 connector.
Pulled 2 ton overpull, confirmed NT2 connector properly latched.
dTimEnd: 2016-07-28T15:30:00+02:00
dTimStart: 2016-07-28T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed lifting arrangement from TDS.
Installed master bushing..
Meanwhile: Installed "half moon" hatch around riser.
dTimEnd: 2016-07-28T16:00:00+02:00
dTimStart: 2016-07-28T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for diverter handling
dTimEnd: 2016-07-28T16:15:00+02:00
dTimStart: 2016-07-28T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U diverter from set-back.
Observed chunks of cement in diverter overshot. Cleaned/washed same.
dTimEnd: 2016-07-28T17:30:00+02:00
dTimStart: 2016-07-28T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed diverter
dTimEnd: 2016-07-28T17:45:00+02:00
dTimStart: 2016-07-28T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed lifting arrangement from TDS bails.
Installed 5 1/2" elevator.
dTimEnd: 2016-07-28T18:15:00+02:00
dTimStart: 2016-07-28T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for BHA handling
dTimEnd: 2016-07-28T18:30:00+02:00
dTimStart: 2016-07-28T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U Retrieval tool
dTimEnd: 2016-07-28T18:45:00+02:00
dTimStart: 2016-07-28T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ retrieval tool from surface to 6m.
dTimEnd: 2016-07-28T19:00:00+02:00
dTimStart: 2016-07-28T18:45:00+02:00
md: 6
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT with ongoing crew for continuing RIH with retrieval tool
dTimEnd: 2016-07-28T19:15:00+02:00
dTimStart: 2016-07-28T19:00:00+02:00
md: 6
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ retrieving tool on 5 1/2"  drill pipe to 20m.
Enganged retrieving tool with 10 turns LH.
dTimEnd: 2016-07-28T19:30:00+02:00
dTimStart: 2016-07-28T19:15:00+02:00
md: 20
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ retrieving tool and completion string on 5 1/2" DP to 6 m and set slips on 5 1/2" pup. No overpull observed, up weight 97 ton.
dTimEnd: 2016-07-28T19:45:00+02:00
dTimStart: 2016-07-28T19:30:00+02:00
md: 6
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for rigging up handling equipment and spooling unit for electrical cable to ESP.
dTimEnd: 2016-07-28T20:00:00+02:00
dTimStart: 2016-07-28T19:45:00+02:00
md: 6
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U casing handling equipment and spooling unit.
Needed to move pipe from set-back to get enough space for spooling unit.
Built shelter with scaffolding above spool operating panel.
dTimEnd: 2016-07-28T23:45:00+02:00
dTimStart: 2016-07-28T20:00:00+02:00
md: 6
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with tubing hanger and installed FMS slips.
dTimEnd: 2016-07-29T00:00:00+02:00
dTimStart: 2016-07-28T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: