Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2014-01-03T00:00:00+01:00 to 2014-01-04T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-04T00:00:00+01:00
dTimDiaHoleStart: 2014-01-03T07:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rig down WL equipment and inflow test DHSV. Release RT and pull landing string.
Run BPV plug.
Nipple down riser and BOP. Install dart in BPV and terminate control lines.


hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 50
ropCurrent: -999.99
sum24Hr: RIH with 7" tubing on DP landing string and performed dummy run for spaceout. POOH with landing string and spaced out.
P/U and M/U TH. Stripped and tested control lines. P/U THRT and landing joint and pup.
Landed TH. Dropped ball and sat Production Packer and tested tubing. Inflow tested DHSV. Tested Production Packer from above. 
Started to R/U for WL. 
tightWell: 0
tvd: 3212
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to remove power rollers and HTS. Changed handling equipment.
Removed control line sheaves to allow PRS to take 5 1/2" DP stand from fingerboard.
dTimEnd: 2014-01-03T01:00:00+01:00
dTimStart: 2014-01-03T00:00:00+01:00
md: 3146
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Made up 7" swedge to DP landing stand in foxhole. 
M/U landing stand with swedge to tubing string. Connected TDS.
Rigged up control line sheaves. Removed Autoslips and installed Master bushing. installed control line clamp.
dTimEnd: 2014-01-03T03:15:00+01:00
dTimStart: 2014-01-03T01:00:00+01:00
md: 3150
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH on 5 1/2" Dp landing string and entered PBR with Muleshoe. Sheared out but took 5 T weight.
Pulled up and RIH to enter PBR second time. Took 7 T weight.
Pulled up and experienced 6 T overpull.
dTimEnd: 2014-01-03T04:00:00+01:00
dTimStart: 2014-01-03T03:15:00+01:00
md: 3170
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Evaluated situation.
dTimEnd: 2014-01-03T04:15:00+01:00
dTimStart: 2014-01-03T04:00:00+01:00
md: 3170
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Started circulation with 150 LPM/5 bar. Pulled Muleshoe free with 17 T overpull. Dropped down to neutral weight. Increased flow to 200 LPM/5 bar. Pulled up 6 m.
RIH and enterede PBR again without restriction seen. Btm seen at 3175 m.
Measured pipe and calculated spaceout. Pulled out of PBR without restictions. Stopped pump.
dTimEnd: 2014-01-03T04:45:00+01:00
dTimStart: 2014-01-03T04:15:00+01:00
md: 3175
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Pulled DP stand and removed swedge.
dTimEnd: 2014-01-03T05:00:00+01:00
dTimStart: 2014-01-03T04:45:00+01:00
md: 3146
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Backed out TDS and stand from 7" tubing string.
dTimEnd: 2014-01-03T05:30:00+01:00
dTimStart: 2014-01-03T05:00:00+01:00
md: 3146
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Changed handling equipment.
dTimEnd: 2014-01-03T05:45:00+01:00
dTimStart: 2014-01-03T05:30:00+01:00
md: 3146
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U 7" pup joint E
dTimEnd: 2014-01-03T06:00:00+01:00
dTimStart: 2014-01-03T05:45:00+01:00
md: 3148
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U 7" pup joint C. Changed tong jaws and remade connection.
dTimEnd: 2014-01-03T06:45:00+01:00
dTimStart: 2014-01-03T06:00:00+01:00
md: 3151
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Pulled back and installed control line clamp.
dTimEnd: 2014-01-03T07:00:00+01:00
dTimStart: 2014-01-03T06:45:00+01:00
md: 3151
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U tubing hanger and fitted clamps to pup joints.
dTimEnd: 2014-01-03T07:30:00+01:00
dTimStart: 2014-01-03T07:00:00+01:00
md: 3151
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Stripped back control lines and tested all lines and connections to 35/450 bar for 5/10 min.
dTimEnd: 2014-01-03T12:30:00+01:00
dTimStart: 2014-01-03T07:30:00+01:00
md: 3151
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U and M/U THRT
dTimEnd: 2014-01-03T13:00:00+01:00
dTimStart: 2014-01-03T12:30:00+01:00
md: 3151
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Connected lines and tested DHSV to 520 bar for 10 min. 
Connected THRT lock/unlock lines.
dTimEnd: 2014-01-03T14:45:00+01:00
dTimStart: 2014-01-03T13:00:00+01:00
md: 3151
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up llanding pup joint and joint.
Landed out TH.
dTimEnd: 2014-01-03T15:15:00+01:00
dTimStart: 2014-01-03T14:45:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Verified correct land out and function tested lock down ring.
dTimEnd: 2014-01-03T16:00:00+01:00
dTimStart: 2014-01-03T15:15:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Took 15 T overpull test.
dTimEnd: 2014-01-03T16:15:00+01:00
dTimStart: 2014-01-03T16:00:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested Hanger seals on multi bowl to 35/345 bar for 5/10 min.
dTimEnd: 2014-01-03T16:45:00+01:00
dTimStart: 2014-01-03T16:15:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Dropped ball and M/U circulation swedge and rig hoses.
dTimEnd: 2014-01-03T17:00:00+01:00
dTimStart: 2014-01-03T16:45:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Circulated down ball with 150 LPM to seat in EVO plug.
dTimEnd: 2014-01-03T17:30:00+01:00
dTimStart: 2014-01-03T17:00:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressured up tubing to 70 bar for 5 min. Function tested DHSV and confirmed valve closed and non leaking.
Opened DHSV.
dTimEnd: 2014-01-03T18:00:00+01:00
dTimStart: 2014-01-03T17:30:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressured up tubing to 345 bar for 30 min for setting Production Packer and testing tubing.
dTimEnd: 2014-01-03T19:00:00+01:00
dTimStart: 2014-01-03T18:00:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Bled back pressure from 345 bar to 280 bar by bleeding off 70 ltr.
Closed DHSV and bled off pressure above to 210 bar by bleeding off 35 ltr. 
Performed 70 bars diff pressure inflow test on DHSV for 30 min.
Bled off to 10 bar above DHSV by bleeding off 105 ltr. Performed 270 bar diff pressure inflow test of DHSV for 10 min.
Equalized and opened DHSV.
Bled off pressure to zero bar.
dTimEnd: 2014-01-03T20:15:00+01:00
dTimStart: 2014-01-03T19:00:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up to test down A-ann and performed line test to 35/345 bar for 5/10 min.
dTimEnd: 2014-01-03T20:45:00+01:00
dTimStart: 2014-01-03T20:15:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Leak tested Production Packer from above by applying 35/345 bar for 5/30 min down a-ann. 
Volumes pumped: 300 / 1030 ltr.
Bled off pressure to zero by bleeding off 1130 ltr.
dTimEnd: 2014-01-03T22:00:00+01:00
dTimStart: 2014-01-03T20:45:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged down pressure testing hose.
B/O 7" swedge and L/D same.
dTimEnd: 2014-01-03T22:30:00+01:00
dTimStart: 2014-01-03T22:00:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared for R/U wireline equipment.
Simultaneously bled off control line pressure on DHSV.
dTimEnd: 2014-01-03T23:45:00+01:00
dTimStart: 2014-01-03T22:30:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Held Tool Box talk for picking up WL tools.
dTimEnd: 2014-01-04T00:00:00+01:00
dTimStart: 2014-01-03T23:45:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: