Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2016-08-29T00:00:00+02:00 to 2016-08-30T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-08-30T00:00:00+02:00
dTimDiaHoleStart: 2016-08-28T17:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - WOC. Meanwhile: Continue BOP test
- Pressure test and inflow test cement plug
- Inflow test DHSV
- R/D cement spool
- N/D XT and spacer spool
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - R/U cement spool
- Built scaffolding around cement spool and BOP stump
- Pressure tested cement spool and kill wing
- Bullheaded hydrocarbons back into well
- Bullheaded cement in 7" liner
- WOC. Meanwhile: Prepare and perform BOP test
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to remove hatch on F-5
dTimEnd: 2016-08-29T00:30:00+02:00
dTimStart: 2016-08-29T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Performed TBT for R/U cement spool
dTimEnd: 2016-08-29T00:45:00+02:00
dTimStart: 2016-08-29T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cement spool to XT
dTimEnd: 2016-08-29T02:30:00+02:00
dTimStart: 2016-08-29T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U chiksan and hoses to cement spool.
Installed half moon hatches

Meanwhile: Pressure tested cement unit.
dTimEnd: 2016-08-29T04:00:00+02:00
dTimStart: 2016-08-29T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Built scaffolding around cement spool and BOP stump.
Continued working on BOP, opened up rams for inspection/cleaning. Found minor traces of cement and swarf.
Meanwhile: Performed post-skid checks and housekeeping in drilling areas. Short change of drilling crew at 0400.
dTimEnd: 2016-08-29T06:00:00+02:00
dTimStart: 2016-08-29T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued building scaffolding around cement spool and BOP stump.
Continued working on BOP, cleaning.
Meanwhile: Continued post-skid checks and housekeeping.
dTimEnd: 2016-08-29T07:30:00+02:00
dTimStart: 2016-08-29T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Connected cement spool bleed-off hose.
Continued working on BOP.
Meanwhile: Performed post-skid checks, housekeeping and dailys.
dTimEnd: 2016-08-29T08:15:00+02:00
dTimStart: 2016-08-29T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Build scaffolding hand rails and stairs for safe access to hatch deck.
Meanwhile: Continued working on BOP, performed post-skid checks and housekeeping.
dTimEnd: 2016-08-29T08:45:00+02:00
dTimStart: 2016-08-29T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for pressure testing cement spool
dTimEnd: 2016-08-29T09:00:00+02:00
dTimStart: 2016-08-29T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continue building scaffolding hand rails and stairs for safe access to hatch deck.
Meanwhile: Continued working on BOP, performed post-skid checks and housekeeping.
dTimEnd: 2016-08-29T10:00:00+02:00
dTimStart: 2016-08-29T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lined up and flushed lines to cement spool.
Pressure tested cement spool to 20/335 bar for 5/10 min. Bled off pressure to closed drain.
dTimEnd: 2016-08-29T11:00:00+02:00
dTimStart: 2016-08-29T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lined up and attempted pressure tested kill wing manifold 20/335 bar.
Leaking hose between kill manifold and cement spool.
dTimEnd: 2016-08-29T12:00:00+02:00
dTimStart: 2016-08-29T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Replaced leaking hose.
dTimEnd: 2016-08-29T13:00:00+02:00
dTimStart: 2016-08-29T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Pressure tested kill wing manifold to 20/335 for 5/10 min.
dTimEnd: 2016-08-29T13:45:00+02:00
dTimStart: 2016-08-29T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for bullheading SW
dTimEnd: 2016-08-29T14:00:00+02:00
dTimStart: 2016-08-29T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Opened HMV, 7 bar trapped below.
Bled off pressure in well to 1,3 bar through closed drain.
dTimEnd: 2016-08-29T16:15:00+02:00
dTimStart: 2016-08-29T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Opened SV and trapped 10 bar behind LTV 7 on cmt spool. Opened LTV 7 and observed pressure drop, correct line up.
Pressured up control line for DHSV to 520 bar.

Bullheaded 3 m3 50/50 MEG/SW followed by 10 m3 wash pill at 200-400 lpm. DHSV equalized at 54 bar after 8 m3 pumped.
Lined over to SW, and bullheaded SW at 1300 lpm. Observed pressure increasing to 305 bar after 76 m3 of SW pumped.
Decreased flow to 1000 lpm, pressure decreased and stabilized at +/- 245 bar. Increased flow in steps to 1300 lpm / 273 bar. Continued bullheading 182 m3 SW at 1300 lpm, pressure decreased and stabilized at 1300 lpm / 250 bar.

Totally pumped 258 m2 of SW.

Meanwhile: Performed TBT for cement job.
dTimEnd: 2016-08-29T20:30:00+02:00
dTimStart: 2016-08-29T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Shut down pumps and lined up to cement unit.
dTimEnd: 2016-08-29T20:45:00+02:00
dTimStart: 2016-08-29T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Closed LTV 7 and opened LTV 9.
Released bottom dart.
Mixed and pumped 12,3m3 1,90sg cement slurry at 600 lpm / 175 bar.
Displaced surface lines with 0,9m3 hi-vis pill from cement unit.

Released top dart. Closed LTV 9 and opened LTV 11.
Continued pumping 13,7m3 hi-vis pill from cement unit at 600 lpm / 150 bar.

Opened LTV 7 and LTV 9.
Pumped 38,3 m3 SW at 1300 lpm / 194 bar from cement unit. Cycled DHSV 3x times after 30 m3 SW pumped.

Pumped 4,3m3 contamination pill from cement unit at 700 lpm / 160 bar.
Final squeeze pressure 208 bar. Final static pressure 96 bar.

Stopped pumping. Estimated TOC at 2949 mMD.
dTimEnd: 2016-08-29T22:30:00+02:00
dTimStart: 2016-08-29T20:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: WOC
Closed SV and bled off pressure in cement spool to closed drain.
Meanwhile: Monitored pressure in XT cross from control room.
dTimEnd: 2016-08-30T00:00:00+02:00
dTimStart: 2016-08-29T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
Lithology and shows: