Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-06-06T00:00:00+02:00 to 2009-06-07T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-06-07T00:00:00+02:00
dTimDiaHoleStart: 2009-06-03T17:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH to 2560m MD, Set and test EZSV plug according to Halliburton procedures. Set cement plug on top of EZSV plug through EZSV RT. POOH with EZSV RT. R/U and RIH with 13 3/8" EZSV plug.
hpht: 0
md: 3240
mdCsgLast: 3441
mdDiaHoleStart: 5331
mdPlanned: -999.99
mdStrengthForm: 3439
presTestType: formation integrity test
reportNo: 62
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: L/D rest of 5" DP on deck. Serviced TDS, fwd and aft PRS. Slipped & cut drill line. Attempted to test cement plug. test failed. Meeting about next poeration. M/U and run EZSV plug to 715m MD.
tightWell: 0
tvdCsgLast: 2654
tvdStrengthForm: 2654
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-06-06T14:00:00+02:00
density: 1.33
locationSample: Active pit
md: 3240
mudClass: oil based
presBopRating: 690
pv: 34
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
dTim: 2009-06-06T06:00:00+02:00
density: 1.34
locationSample: Reserve pit
md: 3240
mudClass: oil based
presBopRating: 690
pv: 47
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 16.5
dTim: 2009-06-06T23:00:00+02:00
density: 1.33
locationSample: Active pit
md: 3240
mudClass: oil based
presBopRating: 690
pv: 34
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
Pore pressure:
Survey stations:
Activities:
comments: Continued POOH with cement string from 2951m to 2800m MD.
dTimEnd: 2009-06-06T00:45:00+02:00
dTimStart: 2009-06-06T00:00:00+02:00
md: 2800
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Flushed manifold and pumped 2 sponge balls. 3000 l/min, 297 bar. 60 rpm, 7 kNm. Meanwhile moved rollers and HTS and prepared for L/D 5" DP on deck.
dTimEnd: 2009-06-06T02:30:00+02:00
dTimStart: 2009-06-06T00:45:00+02:00
md: 2800
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Pumped and displaced 4,7m3, slug 1100 l/min, 53 bar. Filled trip tank with rigpumps.
dTimEnd: 2009-06-06T03:00:00+02:00
dTimStart: 2009-06-06T02:30:00+02:00
md: 2800
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: POOH from 2800m to 2080m MD.
dTimEnd: 2009-06-06T04:30:00+02:00
dTimStart: 2009-06-06T03:00:00+02:00
md: 2080
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Changed handling equipment from 5 1/2" to 5" DP. Serviced PRS.
dTimEnd: 2009-06-06T05:15:00+02:00
dTimStart: 2009-06-06T04:30:00+02:00
md: 2080
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Tool Box Talk prior to L/D 5" DP on deck.
dTimEnd: 2009-06-06T05:30:00+02:00
dTimStart: 2009-06-06T05:15:00+02:00
md: 2080
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Changed inserts in mud bucket.
dTimEnd: 2009-06-06T05:45:00+02:00
dTimStart: 2009-06-06T05:30:00+02:00
md: 2080
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Pumped and displaced slug.
dTimEnd: 2009-06-06T06:00:00+02:00
dTimStart: 2009-06-06T05:45:00+02:00
md: 2080
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: POOH and L/D 5" DP on deck from 2080m to 2023m MD.
dTimEnd: 2009-06-06T07:00:00+02:00
dTimStart: 2009-06-06T06:00:00+02:00
md: 2023
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Held Tool Box Talk with on comming shift prior to L/D 5" DP on deck.
dTimEnd: 2009-06-06T07:15:00+02:00
dTimStart: 2009-06-06T07:00:00+02:00
md: 2023
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: POOH and L/D 5" DP on deck from 2023m to 355m MD.
dTimEnd: 2009-06-06T15:30:00+02:00
dTimStart: 2009-06-06T07:15:00+02:00
md: 355
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rigfloor. Changed to 3 1/2" handling equipment.
dTimEnd: 2009-06-06T16:00:00+02:00
dTimStart: 2009-06-06T15:30:00+02:00
md: 355
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: POOH and L/D 1 joint of 3 1/2" DP. POOH and racked 3 1/2" DP on setback from 355m to surface.
dTimEnd: 2009-06-06T18:30:00+02:00
dTimStart: 2009-06-06T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rigfloor.
dTimEnd: 2009-06-06T18:45:00+02:00
dTimStart: 2009-06-06T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Serviced TDS, FWD and AFT PRS.
dTimEnd: 2009-06-06T19:30:00+02:00
dTimStart: 2009-06-06T18:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Held Tool Box Talk prior to cut & slip drill line.
dTimEnd: 2009-06-06T19:45:00+02:00
dTimStart: 2009-06-06T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Slipped & cut dril line. Meanwhile held Tool Box Talk and performed line test prior to test of cement plug.
dTimEnd: 2009-06-06T22:15:00+02:00
dTimStart: 2009-06-06T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Attempted to pressure test cement plug. Pressured up to 50 bar, than in steps of 20 bar. Observed leak of 0,5-1 bar/min. between steps. At 190 bar pressure flattened out with constant pump rate. Stopped pumping, pressure dropped rapidly to 170 bar. Bled off pressure. Discussed further operation with town. Meanwhile crew had Tool Box Talk prior to run EZSV plug.
dTimEnd: 2009-06-07T00:00:00+02:00
dTimStart: 2009-06-06T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
Lithology and shows: