Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2016-09-27T00:00:00+02:00 to 2016-09-28T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-28T00:00:00+02:00
dTimDiaHoleStart: 2016-09-18T05:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - N/D BOP

- REPORTING ON 15/9-F-9A
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 755
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 10
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - WOC, meanwhile performed mantenance on rig equipment
- Pressure tested C-annulus cement plug
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Cement plug in C-annulus (467 m - 867 m): Mixed and pumped 33 m3 of 1,95 SG cement slurry, 600 l/min. Displaced the cement with 12m3 of drill water.  1000 l/min/ 12 bar, after caught up w/ cement pressure went up to 52 bar. Stopped pumping, pressure went down to 31bar. Pulled w/ running tool out of EZSV, pressure dropped to 0 bar
dTimEnd: 2016-09-27T01:15:00+02:00
dTimStart: 2016-09-27T00:00:00+02:00
md: 855
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Disconnected cementing hose and L/D side entry sub. M/U pup w/ preinstalled sponge ball
dTimEnd: 2016-09-27T01:45:00+02:00
dTimStart: 2016-09-27T01:15:00+02:00
md: 855
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Lined up and pumped 10m3 wash pill, 2300l/min - 20bar. Circulated well to clean sea water until OIW reading below 30ppm. Originally mud in returns and clean sea water in the end. Max gas 3.2%. Totally circulated 108 m3, 2x BU
dTimEnd: 2016-09-27T03:15:00+02:00
dTimStart: 2016-09-27T01:45:00+02:00
md: 855
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH w/ EZSV running tool from 855 m to 11 m, average pulling speed 850m/hour
dTimEnd: 2016-09-27T04:15:00+02:00
dTimStart: 2016-09-27T03:15:00+02:00
md: 11
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/D 3x 5,5in pup joints and EZSV running tool
dTimEnd: 2016-09-27T05:00:00+02:00
dTimStart: 2016-09-27T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: WOC (from 01:20). Meanwhile isolated both PRSs and carried out 3 monthly PMS
dTimEnd: 2016-09-27T07:00:00+02:00
dTimStart: 2016-09-27T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC. Meanwhile started with maintenance on forward and aft PRS. Meanwhile continued w/ pumping drilling slop batch#5 on F-4. Total preflush pumped of 70m3 (before batch#5), started pumping drilling slop, Batch#5, 1000l/min - 145bar
dTimEnd: 2016-09-27T10:00:00+02:00
dTimStart: 2016-09-27T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC. Meanwhile continued to perform maintenance on forward and aft PRS
dTimEnd: 2016-09-27T12:30:00+02:00
dTimStart: 2016-09-27T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC. Work aloft suspended due to wind speed above 50 knots. Gusting upto 60 knots. Performed high wind checks. Meanwhile performed rig PMs and maintenance
dTimEnd: 2016-09-27T15:00:00+02:00
dTimStart: 2016-09-27T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC. Wind speed 52-59 knots. Continued rig floor maintenance and PMs. Prepared to clean mud pits. Hooked up line from F-09 to rig choke manifold to bleed off gas. Meanwhile finished w/ pumping postflush after batch#5 of drilling slop on F-4. Total drilling slop pumped for batch#5 of 170m3, postflush pumped of 140m3 (after batch#5), 1000l/min - 145bar
dTimEnd: 2016-09-27T16:30:00+02:00
dTimStart: 2016-09-27T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC. Wind speed now below 48 knots, continued to work on aft PRS. Continued to hook up line from F-09 to rig choke manifold. Started cleaning in mud pit No. 5
dTimEnd: 2016-09-27T17:30:00+02:00
dTimStart: 2016-09-27T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC. Performed maintenance on TDS. Continued to hook up line from F-09 to rig choke manifold. Continued cleaning in mud pit No. 5
dTimEnd: 2016-09-27T19:00:00+02:00
dTimStart: 2016-09-27T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Deisolated TDS
dTimEnd: 2016-09-27T19:15:00+02:00
dTimStart: 2016-09-27T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to change grapple on 10 3/4in spear
dTimEnd: 2016-09-27T19:30:00+02:00
dTimStart: 2016-09-27T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed grapple on 10 3/4in spear BHA for the well of F-4
dTimEnd: 2016-09-27T20:15:00+02:00
dTimStart: 2016-09-27T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U MST tool and M/U to 5,5in DP, RIH to 20m
dTimEnd: 2016-09-27T20:45:00+02:00
dTimStart: 2016-09-27T20:15:00+02:00
md: 20
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Removed Master Bushings and install PS21 slips
dTimEnd: 2016-09-27T21:00:00+02:00
dTimStart: 2016-09-27T20:45:00+02:00
md: 20
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH w/ MST tool on 5,5in DP from 20m to 808m, average running speed of 790m/hour. Meanwhile lined up and started pressure testing surface lines
dTimEnd: 2016-09-27T22:00:00+02:00
dTimStart: 2016-09-27T21:00:00+02:00
md: 808
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Closed UPR, performed line test to 120 bar, good test
dTimEnd: 2016-09-27T23:00:00+02:00
dTimStart: 2016-09-27T22:00:00+02:00
md: 808
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Closed IBOP, lined up to test the well with cement unit. Pressure tested C-annulus surface cement plug to 115bar for 10min. Good test
dTimEnd: 2016-09-27T23:30:00+02:00
dTimStart: 2016-09-27T23:00:00+02:00
md: 808
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Broke off TDS and spaced out for cement job
dTimEnd: 2016-09-28T00:00:00+02:00
dTimStart: 2016-09-27T23:30:00+02:00
md: 808
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
Lithology and shows: