Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-06T00:00:00+02:00 to 2013-06-07T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-06-07T00:00:00+02:00
dTimDiaHoleStart: 2013-05-28T14:30:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: P/U and M/U 8 1/2" BHA and RIH. Drill out shoetrack and 3 m new formation. Perform FIT and drill 8 1/2" hole.
hpht: 0
md: 3197
mdCsgLast: 3192.5
mdDiaHoleStart: 2614
mdPlanned: -999.99
mdStrengthForm: 2574
presTestType: formation integrity test
reportNo: 10
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Drilled out shoetrack to 3187 m. POOH and L/O 8 1/2" clean out BHA. R/U wireline and RIH with CBL tool string. POOH while logging and R/D wireline equipment.
tightWell: 0
tvd: 2782
tvdCsgLast: 2780.3
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-06-06T23:30:00+02:00
density: 1.28
locationSample: Active pit
md: 3197
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
dTim: 2013-06-06T12:00:00+02:00
density: 1.28
locationSample: Active pit
md: 3197
mudClass: oil based
presBopRating: 345
pv: 32
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11.5
dTim: 2013-06-06T04:00:00+02:00
density: 1.28
locationSample: Active pit
md: 3197
mudClass: oil based
presBopRating: 345
pv: 32
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11.5
Pore pressure:
Survey stations:
Activities:
comments: Drilled cement from 3177 m to 3187 m with 2400 lpm, 140 bar, 60 rpm, 11-16 kNm, WOB 10-16 MT, Average ROP 20 m/hr.
dTimEnd: 2013-06-06T00:30:00+02:00
dTimStart: 2013-06-06T00:00:00+02:00
md: 3187
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Flow checked for 15 min - Well static.
dTimEnd: 2013-06-06T00:45:00+02:00
dTimStart: 2013-06-06T00:30:00+02:00
md: 3180
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pumped out of hole with scraper assembly from 3187 m to 2640 m with 2500 lpm, 165-150 bar, 120 rpm, 9-16 kNm making tree passes on every stand racked.
dTimEnd: 2013-06-06T05:00:00+02:00
dTimStart: 2013-06-06T00:45:00+02:00
md: 2640
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flow checked for 15 min - Well static
dTimEnd: 2013-06-06T05:15:00+02:00
dTimStart: 2013-06-06T05:00:00+02:00
md: 2640
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pumped slug and POOH with 8 1/2" clan out BHA on 5 1/2" DP from 2640 m to 156 m.
Average tripping speed 994 m/hr.
dTimEnd: 2013-06-06T08:00:00+02:00
dTimStart: 2013-06-06T05:15:00+02:00
md: 156
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min - Well static
Meanwhile: Removed auto slips and installed masterbushing.
dTimEnd: 2013-06-06T08:15:00+02:00
dTimStart: 2013-06-06T08:00:00+02:00
md: 156
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH on 5 1/2" HWDP from 156 m to surface and layed out 8 1/2" clean out BHA.
dTimEnd: 2013-06-06T09:30:00+02:00
dTimStart: 2013-06-06T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2013-06-06T10:00:00+02:00
dTimStart: 2013-06-06T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held TBT. R/U wireline equipment and M/U cement bond log [CBL] tool string.
dTimEnd: 2013-06-06T11:45:00+02:00
dTimStart: 2013-06-06T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH CBL tool string from surface to 3187 m.
dTimEnd: 2013-06-06T14:30:00+02:00
dTimStart: 2013-06-06T11:45:00+02:00
md: 3187
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH while logging from 3187 m to 2500 m. 
TOC at 2679 m.
dTimEnd: 2013-06-06T18:15:00+02:00
dTimStart: 2013-06-06T14:30:00+02:00
md: 2500
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH with CBL tool string from 2500 m to surface.
dTimEnd: 2013-06-06T19:45:00+02:00
dTimStart: 2013-06-06T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: L/O CBL tool string and R/D wireline equipment.
dTimEnd: 2013-06-06T21:00:00+02:00
dTimStart: 2013-06-06T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2013-06-06T21:15:00+02:00
dTimStart: 2013-06-06T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Held TBT. Changed to 5"  handling equipment
dTimEnd: 2013-06-06T21:45:00+02:00
dTimStart: 2013-06-06T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: P/U and M/U 8 1/2" rotary steerable BHA
dTimEnd: 2013-06-07T00:00:00+02:00
dTimStart: 2013-06-06T21:45:00+02:00
md: 23
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: