Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2016-07-25T00:00:00+02:00 to 2016-07-26T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-26T00:00:00+02:00
dTimDiaHoleStart: 2016-07-08T11:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Place cement in annulus between 20" - and 13 3/8" casing
- Spot cement plug on top of 13 3/8" EZSV
- WOC
hpht: 0
md: -999.99
mdCsgLast: 1368.4
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2894
presTestType: formation integrity test
reportNo: 18
ropCurrent: -999.99
sum24Hr: - Repaired leakage on AFT PRS
- Perforated 13 3/8" casing at 143,3 - 146,3 mMD
- Displaced annulus between 20" - and 13 3/8" casing to SW
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued repairing leakage on AFT PRS.
Meanwhile: Started to repair FWD PRS
dTimEnd: 2016-07-25T07:00:00+02:00
dTimStart: 2016-07-25T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Continued repairing both PRS's.
Function tested AFT PRS and confirmed no leakages.

Pulled electrical cable through drag chain on FWD PRS.
Meanwhile: Performed drops inspection on AFT PRS.
dTimEnd: 2016-07-25T15:15:00+02:00
dTimStart: 2016-07-25T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for handling guns and perforating 13 3/8" casing below CH
dTimEnd: 2016-07-25T15:30:00+02:00
dTimStart: 2016-07-25T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: M/U perforation guns
dTimEnd: 2016-07-25T16:15:00+02:00
dTimStart: 2016-07-25T15:30:00+02:00
md: 25
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: RIH restricted w/ guns to 140 mMD, 2min/std.
dTimEnd: 2016-07-25T16:45:00+02:00
dTimStart: 2016-07-25T16:15:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: M/U TDS and spaced out to have top gun at 143,3mMD.
Closed UPR and confirmed line-up.
Flushed ball seat area.
dTimEnd: 2016-07-25T17:30:00+02:00
dTimStart: 2016-07-25T16:45:00+02:00
md: 147
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Dropped ball. M/U pup joint and spaced out.
Closed UPR and pressured up to 140 bar. Got positivie indications of fired guns, lost all pressure.
Top shot at 143,3 mMD, btm shot at 146,3 mMD.
dTimEnd: 2016-07-25T18:00:00+02:00
dTimStart: 2016-07-25T17:30:00+02:00
md: 147
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Circulated at 450 lpm until returns. Staged up flow to 1000 lpm / 5 bar.
Circulated 1 x B/U, no gas observed, 5ppm H2S in gas trap after pumps was stopped.
dTimEnd: 2016-07-25T18:45:00+02:00
dTimStart: 2016-07-25T18:00:00+02:00
md: 147
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Flowchecked well through choke, static.
dTimEnd: 2016-07-25T19:00:00+02:00
dTimStart: 2016-07-25T18:45:00+02:00
md: 147
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Opened BOP and lined up to TT.
Flowchecked well, static.
dTimEnd: 2016-07-25T19:30:00+02:00
dTimStart: 2016-07-25T19:00:00+02:00
md: 147
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: POOH with guns from 147 mDM to 26 mMD.
dTimEnd: 2016-07-25T20:00:00+02:00
dTimStart: 2016-07-25T19:30:00+02:00
md: 26
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: L/D 1 5 1/2" DP single and perforation BHA
dTimEnd: 2016-07-25T20:45:00+02:00
dTimStart: 2016-07-25T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor
Meanwhile: Prepared to RIH with EZSV RT
dTimEnd: 2016-07-25T21:00:00+02:00
dTimStart: 2016-07-25T20:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Performed TBT for RIH with EZSV RT
dTimEnd: 2016-07-25T21:15:00+02:00
dTimStart: 2016-07-25T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: P/U and M/U EZSV RT
dTimEnd: 2016-07-25T21:30:00+02:00
dTimStart: 2016-07-25T21:15:00+02:00
md: 2
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH w/ EZSV RT on 5 1/2"  DP from 2 mMD to 364 mMD . Avg. tripping speed 344 m/hr.
dTimEnd: 2016-07-25T22:30:00+02:00
dTimStart: 2016-07-25T21:30:00+02:00
md: 346
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed PS-21 slips
dTimEnd: 2016-07-25T23:00:00+02:00
dTimStart: 2016-07-25T22:30:00+02:00
md: 346
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH w/ EZSV RT on 5 1/2"  DP from 346 mMD to 767 mMD. Avg. tripping speed 560 m/hr.
dTimEnd: 2016-07-25T23:45:00+02:00
dTimStart: 2016-07-25T23:00:00+02:00
md: 767
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed 2 x pups and pump in sub. M/U pump-in sub and L/D pump-in stand.
dTimEnd: 2016-07-26T00:00:00+02:00
dTimStart: 2016-07-25T23:45:00+02:00
md: 767
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
Lithology and shows: