Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-03-12T00:00:00+01:00 to 2013-03-13T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
daysBehind: 4.2
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-03-13T00:00:00+01:00
dTimDiaHoleStart: 2013-03-07T19:00:00+01:00
diaHole: 36
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run conductor and cement same in place. 
hpht: 0
md: 208
mdDiaHoleStart: 146
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 6
ropCurrent: -999.99
strengthForm: 0
sum24Hr: POOH with fishing BHA, performed wiper trip and commenced running 30" conductor.
Next 24 hrs. Run and cement 30" conductor. 
tightWell: 0
tvd: 208
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2013-03-12T20:00:00+01:00
density: 1.03
locationSample: Active pit
md: 165
mudClass: water based
presBopRating: 345
pv: -999.99
type: Spud mud
visFunnel: 120
yp: -999.99
dTim: 2013-03-12T10:00:00+01:00
density: 1.4
locationSample: Reserve pit
md: 207
mudClass: water based
presBopRating: 345
pv: -999.99
type: Spud Mud
visFunnel: 100
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: ROV performed site survey and confirmed fish location. Fish location 11 m from template heading 300 degrees orientated forward - aft under rig..
dTimEnd: 2013-03-12T00:30:00+01:00
dTimStart: 2013-03-12T00:00:00+01:00
md: 130
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: operation failed
comments: POOH from 130 m to surface. B/O and L/O 2 1/2" - 3 5/8" Taper Tap assembly.
dTimEnd: 2013-03-12T02:00:00+01:00
dTimStart: 2013-03-12T00:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: operation failed
comments: Cleaned and Cleared rig floor.

Meanwhile: Removed moonpool spilt hatches and mobilized 36" BHA handling equipment to the rig floor for wiper trip.
dTimEnd: 2013-03-12T02:30:00+01:00
dTimStart: 2013-03-12T02:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: operation failed
comments: Held pre-job meeting. P/U and M/U 36" hole opener assembly for wiper trip (Similar stiffness to 36" drilling BHA without OnTrack and Gyro Track) and centralizer drill bushing.
dTimEnd: 2013-03-12T07:30:00+01:00
dTimStart: 2013-03-12T02:30:00+01:00
md: 7
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: M/U 36" BHA and RIH on 5 1/2" DP from 7 m to 153 m.
ROV observed 36" BHA running down to template and entering F-11 template funnel.
dTimEnd: 2013-03-12T10:00:00+01:00
dTimStart: 2013-03-12T07:30:00+01:00
md: 153
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Recorded down weight at 153.7 m, 1-2 MT. Attempted to rotated pass hang up depth, 0 lpm, 0 bar, 5 rpm, 5KNm, WOB 3 MT. NoGo
dTimEnd: 2013-03-12T11:00:00+01:00
dTimStart: 2013-03-12T10:00:00+01:00
md: 153.7
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up and established parameters. RIH, washing and rotated down from 153 m to TD at 208 m with 1000 lpm, 4 bar, 10 rpm, 1-2 KNm, WOB 1-2 MT tagged bottom at 208 m with 3 MT. No restriction or fill encountered from 155 m down to TD.
dTimEnd: 2013-03-12T12:00:00+01:00
dTimStart: 2013-03-12T11:00:00+01:00
md: 208
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pumped 25 m3 1.03 sg Hi-vis pill, 1600 lpm, 15 bar, 10 rpm, 1-2 KNm . Recipricated string and circulated 1.03 sg Hi-vis pill out of hole, SW, 3380 lpm, 60 bar.
dTimEnd: 2013-03-12T12:30:00+01:00
dTimStart: 2013-03-12T12:00:00+01:00
md: 208
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Displaced well to 1.40 sg mud, 3300 lpm, 70 bar, 19 rpm, 1-2 KNm while reciprocating string and POOH from TD at 208 m to 145 m just below seabed.  - No restrictions observed while POOH from TD.
dTimEnd: 2013-03-12T13:30:00+01:00
dTimStart: 2013-03-12T12:30:00+01:00
md: 145
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed wiper trip. RIH 36" assembly from 145 m to TD at 208 m. Displaced well to 1.40 sg mud with 3360 lpm, 70 bar, 10 rpm, 1-2 KNm while rediprocating string. Continued to POOH to 145 m and top up hole with 1.40 sg mud.

Meanwhile spotted casing equipment on cantilever deck. Held Detailed Operations Plan (DOP) meeting with offshore and onshore personel for running 30" conductor.
dTimEnd: 2013-03-12T16:30:00+01:00
dTimStart: 2013-03-12T13:30:00+01:00
md: 145
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Held pre-jog meeting. POOH from 145 m to 16 m with 36" BHA and racked back DC stands. Pulled master bushing and pulled out centralizer drill bushing 36" hole opener assembly and layed out same.
dTimEnd: 2013-03-12T19:30:00+01:00
dTimStart: 2013-03-12T16:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2013-03-12T20:00:00+01:00
dTimStart: 2013-03-12T19:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Held pre-job meeting for R/U 30" conductor handling equipment. Observed 500 MT 12 ft bails did not fit into Weatherford 30" hydraulic elevators.
dTimEnd: 2013-03-12T20:15:00+01:00
dTimStart: 2013-03-12T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held pre-job meeting for R/U 30" conductor handling equipment. Stopped the job and held Time Out For Safety (TOFS) as 500 MT 12 ft bails did not fit into Weatherford 30" hydraulic elevators. Evaluated situation and made new plan. Installed 80 MT shakles on 500 MT 12 ft bails and picked up elevator. Functioned tested open and close function on 30" elevators. Open and close function did not match controls on driller consolled. Attempted to change functions to match controls on drillers consol, NoGo.
dTimEnd: 2013-03-12T22:00:00+01:00
dTimStart: 2013-03-12T20:15:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Held TOFS and risk evaluated situation. Implement safety measures and held toolbox talk with relevant drilling personel.
dTimEnd: 2013-03-12T22:30:00+01:00
dTimStart: 2013-03-12T22:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Held pre-job meeting with all involved prior to starting to run 30" conductor.
dTimEnd: 2013-03-12T23:00:00+01:00
dTimStart: 2013-03-12T22:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U 30" conductor shoe and set same in rotary table.
dTimEnd: 2013-03-13T00:00:00+01:00
dTimStart: 2013-03-12T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: