Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-03-04T00:00:00+01:00 to 2009-03-05T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-03-05T00:00:00+01:00
dTimDiaHoleStart: 2009-03-04T23:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 2971
mdPlanned: -999.99
mdPlugTop: 3193
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 45
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: None
tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Commissioned XMT. Finished hook-up and testing of electrical and hydraulic utilities at 03:00.

Meanwhile :
-Performed housekeeping and cleaning in drilling areas
-Tidied moonpool
-Performed general PM in drilling areas
dTimEnd: 2009-03-04T06:00:00+01:00
dTimStart: 2009-03-04T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Commissioned XMT. Meanwhile perfomed PMs in drilling areas.
dTimEnd: 2009-03-04T23:00:00+01:00
dTimStart: 2009-03-04T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Checked valve status on XMT. Checked isolation tags and certificate issued by production department.
dTimEnd: 2009-03-04T23:30:00+01:00
dTimStart: 2009-03-04T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbox talk for WL operation.
dTimEnd: 2009-03-05T00:00:00+01:00
dTimStart: 2009-03-04T23:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: