Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2009-03-07T00:00:00+01:00 to 2009-03-08T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 1
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-03-08T00:00:00+01:00
dTimDiaHoleStart: 2009-03-06T18:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Recieve well from production. Make up riser and bleed off manifold to XMT. Rig up WL. RIH with PLT string and perform logging as per program.
hpht: 0
md: 3750
mdCsgLast: 3695
mdPlanned: -999.99
mdPlugTop: 3654
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Waited on production to hand over well F-14 (due to initial start up of F-15). Meanwhile performed general PMs and houskeeping in drilling areas. Dismantled BOP components.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited on handover of well F-14.

Meanwhile :
-Performed general PMs in drilling areas
-Dismantled drilling BOP
-Re-terminated ROV umbilical
-Performed checks on WL equipment
dTimEnd: 2009-03-07T06:00:00+01:00
dTimStart: 2009-03-07T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
comments: Waited on handover of well F-14.

Meanwhile :
-Worked on choke manifold valves
-Bled of pressure on drilling BOP control system
-PM on mudpump #3
-Changed valves XCV1/XC2 on trip tanks
-Managed DROPS punch items in derrick
-Performed general housekeeping in drillng areas
dTimEnd: 2009-03-08T00:00:00+01:00
dTimStart: 2009-03-07T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
Lithology and shows: