Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-24T00:00:00+02:00 to 2008-06-25T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-25T00:00:00+02:00
dTimDiaHoleStart: 2008-06-22T01:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Splice lines above FLX/ASV. Connect and test ASV. Pick up and make up DHSV. Connect DHSV control line and test same. RIH with 7" tubing to 2600 m MD. RIH and tag PBR for space out.
hpht: 0
md: 3750
mdCsgLast: 3695
mdDiaHoleStart: 3761
mdPlanned: -999.99
mdPlugTop: 3654
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 70
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Troubleshot HTS. Ran 7" tubing from 1400 m to 2100 m MD. Installed FLX/ASV assy. Spliced control lines underneath FLX. Installed clamps and ran FLX/ASV.  Made up tubing joint to ASV/FLX assy. Prepared for splicing lines above FLX/ASV.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-24T00:00:00+02:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Ran 7" 29# S13%Cr110 tubing from 1177 m to 1249 m MD. Installed control line clamp/protector on every collar. Average running speed 72 m/hrs.
dTimEnd: 2008-06-24T01:00:00+02:00
dTimStart: 2008-06-24T00:00:00+02:00
md: 1249
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up and made up assy#4 Schlumberger gas lift mandrel. Counted joints left on deck - 138 - ok. Removed FMS and installed masterbushing for using manual slips. Made up tubing joint on top og assy#4 to ease bypassing with control line. Stripped control line mantle. Installed clamps and inserts across GLV slot. Installed extra clamp on #assy4 upper pup joint due to bend on controll line. Removed masterbushing and installed FMS. Dressed tong with low marking dies.
dTimEnd: 2008-06-24T04:00:00+02:00
dTimStart: 2008-06-24T01:00:00+02:00
md: 1269
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7" 29# S13%Cr110 tubing from 1269 m to 1400 m MD. Installed control line clamp/protector on every collar. Got problems with HTS conveyer belt. Average running speed 75 m/hrs.
dTimEnd: 2008-06-24T05:45:00+02:00
dTimStart: 2008-06-24T04:00:00+02:00
md: 1400
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Troubleshot problem with conveyer belt. Meanwhile greased slips and elevator.
dTimEnd: 2008-06-24T06:00:00+02:00
dTimStart: 2008-06-24T05:45:00+02:00
md: 1394
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Troubleshot HTS. Found burned power distribution circuit. Made repair as required.
dTimEnd: 2008-06-24T08:30:00+02:00
dTimStart: 2008-06-24T06:00:00+02:00
md: 1400
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Ran 7" 29# S13%Cr110 tubing from 1400 m to 1565 m MD. Installed control line clamp/protector on every collar. Average running speed 73 m/hrs. Observed leakage from BX elevator.
dTimEnd: 2008-06-24T10:45:00+02:00
dTimStart: 2008-06-24T08:30:00+02:00
md: 1565
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Changed damaged hose on BX-elevator.
dTimEnd: 2008-06-24T11:15:00+02:00
dTimStart: 2008-06-24T10:45:00+02:00
md: 1565
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Ran 7" 29# S13%Cr110 tubing from 1565 m to 1732 m MD. Installed control line clamp/protector on every collar. Average running speed 55 m/hrs.
dTimEnd: 2008-06-24T14:15:00+02:00
dTimStart: 2008-06-24T11:15:00+02:00
md: 1732
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7" 29# S13%Cr110 tubing from 1732 m to 1851 m MD. Installed control line clamp/protector on every collar. Reduced running speed due to increasig drag ~5 MT in well when completion assemblies enetered 9 5/8" casing. Average running speed 43 m/hrs.
dTimEnd: 2008-06-24T17:00:00+02:00
dTimStart: 2008-06-24T14:15:00+02:00
md: 1851
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7" 29# S13%Cr110 tubing from 1851 m to 2100 m MD. Installed control line clamp/protector on every collar. Average running speed 66 m/hrs.
dTimEnd: 2008-06-24T20:45:00+02:00
dTimStart: 2008-06-24T17:00:00+02:00
md: 2100
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to lifting in assy#6 FLX/ASV. Counted joints left on deck - 67 - ok.
dTimEnd: 2008-06-24T21:00:00+02:00
dTimStart: 2008-06-24T20:45:00+02:00
md: 2100
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Removed FMS and installed masterbushing. Lifted assy#6 FLX/ASV onto HTS. Lifted in assy#6 with elevator and drillfloor tugger and made up same.
dTimEnd: 2008-06-24T21:45:00+02:00
dTimStart: 2008-06-24T21:00:00+02:00
md: 2100
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Took measurements. Cut, stripped and splitted control line. Dressed DHPG control line ends. Installed and made up splice cylinder according to WD procedure. Installed lower connector on chemical injection line.
dTimEnd: 2008-06-25T00:00:00+02:00
dTimStart: 2008-06-24T21:45:00+02:00
md: 2100
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: