Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-20T00:00:00+01:00 to 2013-12-21T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-21T00:00:00+01:00
dTimDiaHoleStart: 2013-12-15T23:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Well intervention on F-1 B
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 41
ropCurrent: -999.99
sum24Hr: POOH and L/O ME plug RT.
Cleaned and cleared rig floor.

*** Note ***
Further operations to supend F-15 D will be reported on F-1 B well intervention.
tightWell: 0
tvd: 3212.3
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-20T16:00:00+01:00
density: 1.32
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 38
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
Pore pressure:
Survey stations:
Activities:
comments: POOH w/ ME plug RT on 3 1/2" DP from 850 m to surface. Avg. tripping speed 378 m/hr.
dTimEnd: 2013-12-20T02:15:00+01:00
dTimStart: 2013-12-20T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Broke 3 1/2" DP stand and RT in foxhole. L/D plug RT.
dTimEnd: 2013-12-20T02:45:00+01:00
dTimStart: 2013-12-20T02:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Changed handling equipment to 5 1/2".
Cleaned and cleared rig floor.

*** Note ***
Further operations for suspending F-15 D will be reported on F-1B - well intervention.
dTimEnd: 2013-12-20T03:30:00+01:00
dTimStart: 2013-12-20T02:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: