Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-08-16T00:00:00+02:00 to 2008-08-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-17T00:00:00+02:00
dTimDiaHoleStart: 2008-08-15T10:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Perform space out of tubing. Pull back and install space out joints/pups. MU tubing hanger assy. Terminate CL. MU communication collar and TH RT. RIH, land and test TH. Perform low pressure tubing leak test and function test of TRSCSSV. Set production packer and leak test tubing. Inflow test TRSCSSV. Test annulus.
hpht: 0
md: 3792
mdCsgLast: 3790.1
mdDiaHoleStart: 3792
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 48
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: RIH with 7" tubing from 1330 to 2306 m. MU TRSCSSV. Connected and leak tested control line to 520 bar/10 min. RIH with 7" tubing and TRSCSSV CL from 2306 m to 2657 m. 
tightWell: 0
tvd: 3247
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-08-16T16:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3793
mudClass: other
presBopRating: 345
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: RIH with 7" tubing from 891 m to 1330 m. Running speed was 6-8 jnts/hr.

Changed boxes on 2 jnts and rejecting 2 jnts.
dTimEnd: 2008-08-16T06:00:00+02:00
dTimStart: 2008-08-16T00:00:00+02:00
md: 1330
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 1330 m to 2304 m. Running speed was 7-8 jnts/hr. 

A total of 4.0 hrs was used changing boxes on 5 jnts and rejecting 5 joints. Inspected joints on deck and found 5 jnts with potential damaged box end.Serviced and greased csg tong and elevator.
dTimEnd: 2008-08-16T21:15:00+02:00
dTimStart: 2008-08-16T06:00:00+02:00
md: 2304
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to lifting in DHSV assembly. PU and MU DHSV assembly. RIH with DHSV assy through rotary and installed one joint above DHSV. PU DHSV to working height. RU sheave wheel in tugger and stabilized using aft PRS. Flushed and connected control line.
dTimEnd: 2008-08-17T00:00:00+02:00
dTimStart: 2008-08-16T21:15:00+02:00
md: 2306
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: