Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-08-21T00:00:00+02:00 to 2008-08-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-22T00:00:00+02:00
dTimDiaHoleStart: 2008-08-21T19:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Test XMT to 380 bar/10 min and flowline to 345 bar/10 min. Inflow test MMV and HMV. Pull dart and BPV. Install and test tree cap. Commision XMT.
hpht: 0
md: 3792
mdCsgLast: 3790.1
mdDiaHoleStart: 3792
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 52
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Resumed work after waiting for production to shut down F-12, F-14 and F-4 at 19:30 hrs.  Lifted, oriented and landed XMT from moon pool to top of spacer spool. Installed flow line spool onto XMT. Connected up flexible flow line. Filled XMT with drill water and tested to 380 bar/10 min
tightWell: 0
tvd: 3247
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-08-21T16:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3173
mudClass: other
presBopRating: 345
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Removed F-5 hatch on weather deck to allow XMT to pass through. Held tool box meeting. Lifted XMT over moon pool with port overhead crane. Transferred weight (XMT) from overhead crane to top drive (TDS). Lowered XMT down through weather deck hatch. Oriented and landed XMT on top of spacer spool. MU grayloc connection and disconnected slings from XMT. Pressure tested seal ring to 35 bar/10 min through test port #3 and #4 on spacer spool to confirm proper seal.

Meanwhile prepared WL equipment and cleaned inside cantiliver and in pump room.
dTimEnd: 2008-08-21T21:30:00+02:00
dTimStart: 2008-08-21T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed flow line spool onto XMT using 6 MT tugger from rig floor. Re-installed hatches on F-5. Notified PCR for injection start up of F-4.

Meanwhile MU and RB 1 stds of 7 5/8" csg (A total of 9 stds made up), prepared WL equipment and cleaned inside cantiliver and in pump room.
dTimEnd: 2008-08-21T22:30:00+02:00
dTimStart: 2008-08-21T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Connected flexible flow line  to flow line spool.

Meanwhile MU and RB 4 stds of 7 5/8" csg (A total of 12 stds made up), prepared WL equipment and cleaned inside cantiliver and in pump room.
dTimEnd: 2008-08-22T00:00:00+02:00
dTimStart: 2008-08-21T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: