Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-06-10T00:00:00+02:00 to 2009-06-11T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-06-11T00:00:00+02:00
dTimDiaHoleStart: 2009-06-03T17:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH and L/D on deck 13 3/8" casing from 1118m to surface. RIH with cement stinger, set cement plug. Clean well.
hpht: 0
md: 1590
mdCsgLast: 3441
mdDiaHoleStart: 5331
mdPlanned: -999.99
mdStrengthForm: 3439
presTestType: formation integrity test
reportNo: 66
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: RIH with 13 3/8" casing spear to 141m. Engaged spear. Pulled casing free, 75 ton overpull. Circulated out mud behind casing. POOH to 13 3/8" casing hanger in slips. Had to modify wheels on casing tong. POOH with 13 3/8" casing from 1580m to 1118m.
tightWell: 0
tvdCsgLast: 2654
tvdStrengthForm: 2654
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-06-10T22:00:00+02:00
density: 1.51
locationSample: Active pit
md: 1590
mudClass: oil based
presBopRating: 690
pv: 38
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 13
dTim: 2009-06-10T14:00:00+02:00
density: 1.51
locationSample: Reserve pit
md: 1590
mudClass: oil based
presBopRating: 690
pv: 40
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11.5
Pore pressure:
Survey stations:
Activities:
comments: Continue to change saver sub in DDM.
dTimEnd: 2009-06-10T01:15:00+02:00
dTimStart: 2009-06-10T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Broke off X/O above cutters.
dTimEnd: 2009-06-10T03:15:00+02:00
dTimStart: 2009-06-10T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U wear Bushing RT.
dTimEnd: 2009-06-10T03:45:00+02:00
dTimStart: 2009-06-10T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with WB RT from surface to 140m.
dTimEnd: 2009-06-10T04:30:00+02:00
dTimStart: 2009-06-10T03:45:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Retreived wear bushing, 1-2 ton over pull.
dTimEnd: 2009-06-10T04:45:00+02:00
dTimStart: 2009-06-10T04:30:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with wear bushing from 140m to surface.
dTimEnd: 2009-06-10T05:30:00+02:00
dTimStart: 2009-06-10T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/D wear bushing and RT on deck.
dTimEnd: 2009-06-10T06:00:00+02:00
dTimStart: 2009-06-10T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and RIH with spear assembly. 2 stands of 8" DC from set back and 3 singles from deck.
dTimEnd: 2009-06-10T09:00:00+02:00
dTimStart: 2009-06-10T06:00:00+02:00
md: 77
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Serviced TDS, inspected for loose items prior to pulling casing.
dTimEnd: 2009-06-10T09:30:00+02:00
dTimStart: 2009-06-10T09:00:00+02:00
md: 77
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: RIH to setting depth at 141,8m
dTimEnd: 2009-06-10T10:00:00+02:00
dTimStart: 2009-06-10T09:30:00+02:00
md: 141.8
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Engaged spear in 13 3/8" casing as per Smith procedure. Pulled casing free with 286 ton on weight indicator. 75 ton overpull.
dTimEnd: 2009-06-10T10:15:00+02:00
dTimStart: 2009-06-10T10:00:00+02:00
md: 141.8
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled up 2m, circulated out old mud as per mud eng. instructions. 3000 l/min, 63 bar.
dTimEnd: 2009-06-10T12:00:00+02:00
dTimStart: 2009-06-10T10:15:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pumped and displaced 1m3 1,71 sg slug.
dTimEnd: 2009-06-10T12:15:00+02:00
dTimStart: 2009-06-10T12:00:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with 5 1/2" HWDP, 8" DC and 13 3/8" casing from 1580m to 1443m.
dTimEnd: 2009-06-10T14:00:00+02:00
dTimStart: 2009-06-10T12:15:00+02:00
md: 1443
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: M/U TDS and pumped remaining 3,6m3 1,71 sg slug.
dTimEnd: 2009-06-10T14:15:00+02:00
dTimStart: 2009-06-10T14:00:00+02:00
md: 1443
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Held Tool Box Talk prior to rig up casing handling equipment.
dTimEnd: 2009-06-10T14:30:00+02:00
dTimStart: 2009-06-10T14:15:00+02:00
md: 1443
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Set hanger in slips. Released spear as per Smiths instruction.
dTimEnd: 2009-06-10T15:30:00+02:00
dTimStart: 2009-06-10T14:30:00+02:00
md: 1440
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rigged up 13 3/8" casing handling equipment.
dTimEnd: 2009-06-10T18:30:00+02:00
dTimStart: 2009-06-10T15:30:00+02:00
md: 1440
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Transport frame for 13 3/8" casing tong could not run to well certer. Guides on weels too big. Trouble shot.
dTimEnd: 2009-06-10T19:15:00+02:00
dTimStart: 2009-06-10T18:30:00+02:00
md: 1440
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Disconnected guide wheels, grinded 1cm off guides.
dTimEnd: 2009-06-10T22:45:00+02:00
dTimStart: 2009-06-10T19:15:00+02:00
md: 1440
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Installed wheels on weatherford casing tong. Adjusted and function tested tong.
dTimEnd: 2009-06-10T23:30:00+02:00
dTimStart: 2009-06-10T22:45:00+02:00
md: 1440
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Broke 13 3/8" casing hanger, removed with crane. Broke out 1 more joint.,
dTimEnd: 2009-06-11T00:00:00+02:00
dTimStart: 2009-06-10T23:30:00+02:00
md: 1435
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
Lithology and shows: