Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2015-11-02T00:00:00+01:00 to 2015-11-03T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-11-03T00:00:00+01:00
dTimDiaHoleStart: 2015-11-02T18:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Complete rigging up equipment. Install toolstring and RIH.
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Skidded rig from F-11B to F-5. Received well from production.
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Skid rig from F-11 B to F-5.
dTimEnd: 2015-11-02T20:00:00+01:00
dTimStart: 2015-11-02T18:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Changed 7/16" add-on drum, due to cable strands outside criteria for building new cable head.  
Meanwhile received well from production.
dTimEnd: 2015-11-02T22:00:00+01:00
dTimStart: 2015-11-02T20:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Had to wait for rigging on XMT due to leak in header valve on water injection line.
Meanwhile rigged up new add-on drum and changed to wireline hatch.
dTimEnd: 2015-11-03T00:00:00+01:00
dTimStart: 2015-11-02T22:00:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
Lithology and shows: