Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-10-13T00:00:00+02:00 to 2008-10-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-10-14T00:00:00+02:00
dTimDiaHoleStart: 2008-10-12T22:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rig up 7/32" surface equipment and leak test rig. MU perforation BHA #1 and RIH with same.
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 9
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Prepared 7/32" WL surface equipment. Tested F-15 against blind/shear, RIH donut and landed off on shear rams. Modified hatch cover. Closed in F-5 and started installation of the hatch cover.
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Prepared, Grease injection head for 7/32" wire, Rig up BCU at main deck prior to function test WL BOP and pressure test 7/32" rams on stump.

Parallel activity: Cleaned pump rum and iron rough neck.

dTimEnd: 2008-10-13T04:00:00+02:00
dTimStart: 2008-10-13T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Function tested WL BOP.

dTimEnd: 2008-10-13T04:30:00+02:00
dTimStart: 2008-10-13T04:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box talk and pressure tested WL BOP on stump 20/345bars 5/10 mins.

dTimEnd: 2008-10-13T05:45:00+02:00
dTimStart: 2008-10-13T04:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Continued preparing WL equipment prior to be spotted below cantilever and in Moon pool.
dTimEnd: 2008-10-13T06:00:00+02:00
dTimStart: 2008-10-13T05:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Continued preparing WL equipment prior to be spotted below cantilever and in Moon pool

Parallel activity: Abseilers unable to work in derrick due to high winds

dTimEnd: 2008-10-13T08:45:00+02:00
dTimStart: 2008-10-13T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Continued preparing WL equipment prior to be spotted on main deck and in Moon pool.
Changed out WL drum from 7/32" braided wire to 7/32" E-line.

Parallel activity: Rigged up work basket with various tools to assist Abseilers.  Abseilers continued rigging up in preparation for alignment of FWD PRS, upper section of derrick.

dTimEnd: 2008-10-13T18:00:00+02:00
dTimStart: 2008-10-13T08:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Continued preparing WL equipment prior to be spotted on main deck and in Moon pool.

Parallel activity: Held tool box talk and performed line test from Cmt unit to drilling BOP F-15.
Closed shear rams and bled of manifold hydraulic pressure, verified pos-lock keeping the blind/shear ram closed. Leak tested the well to 180 bars 10 mins against closed blind/shear.
Abseilers continued to securing lifting gear to move PRS to vertical.

dTimEnd: 2008-10-13T20:00:00+02:00
dTimStart: 2008-10-13T18:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Transferred weather deck hatch cover down to the welders store and cut a 350mm hole for the WL riser. Prepared WL equipment to be lowered into the Moon pool. 
Dismantled high pressure pipe on the drilling BOP to get access with the WL Lubricator.

Parallel activity: Abseilers continued rigging up in preparation for alignment of FWD PRS, upper section of derrick.
Lined up to read pressure on choke manifold, opened all HCR's on BOP, closed required manual valves, RIH donut and landed off on blind/shear ram, closed Upper rams with low pressure, adjusted donut and increased manifold pressure to activate locks on rams, reduced pressure on manifold.
dTimEnd: 2008-10-14T00:00:00+02:00
dTimStart: 2008-10-13T20:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: