Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-02-23T00:00:00+01:00 to 2014-02-24T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: 1.1
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-24T00:00:00+01:00
dTimDiaHoleStart: 2014-02-21T14:30:00+01:00
diaHole: 17.5
distDrill: 24
elevKelly: 54.9
fixedRig: false
forecast24Hr: Waiting one weather, not able to discharge cuttings to vessel due to bad weather.
Performing general service on drilling equipment.
RIH with 17 1/2" BHA on 5 1/2" DP to 1884 m. Drilling 17 1/2" hole.
hpht: 0
md: 1684
mdCsgLast: 1348.4
mdDiaHoleStart: 1364
mdPlanned: -999.99
mdStrengthForm: 1358
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Drilled 17 1/2" hole from 1660 m to 1684 m. Waited one weather, not able to discharge cuttings to vessel due to bad weather.
Circulated well clean. POOH with 17 1/2" BHA on 5 1/2" DP to inside 20" shoe. Performed general rig service and PM on drilling equipment.
tightWell: 0
tvd: 1658.6
tvdCsgLast: 1336.4
tvdStrengthForm: 1345.9
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-23T21:00:00+01:00
density: 1.4
locationSample: Flowline
md: 1560
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
dTim: 2014-02-23T13:00:00+01:00
density: 1.4
locationSample: Active pit
md: 1486
mudClass: oil based
presBopRating: 345
pv: 32
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
Pore pressure:
dTim: 2014-02-24T00:00:00+01:00
equivalentMudWeight: 1.03
md: 1684
readingKind: estimated
Survey stations:
Activities:
comments: Drilled 17 1/2" hole from 1660 m to 1684 m with 4200 lpm, 257 bar, 130 rpm, 6-8 kNm, 2-3 WOB. ROP 40 m/hr  ECD 1,44 SG. Max gas 0,02 %. 
Obtained surveys as required.
Took survey at 1684 m as DD instruction.
At 00:45 stopped drilling @ 1684 m, not able to discharge cuttings to vessel due to bad weather.

dTimEnd: 2014-02-23T01:00:00+01:00
dTimStart: 2014-02-23T00:00:00+01:00
md: 1684
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Waited one weather, not able to discharge cuttings to vessel due to bad weather.
Circulated btm's up due to full iso tanks with 4200 lpm, 257 bar, 130 rpm, 4-6 kNm. ECD 1,42 SG. Max gas 0,01 %. Reciprocated pipe from 1684 m to 1644 m. Total volume pumped 821 m3.

dTimEnd: 2014-02-23T04:45:00+01:00
dTimStart: 2014-02-23T01:00:00+01:00
md: 1684
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW.
Flow checked. Well static.

dTimEnd: 2014-02-23T05:00:00+01:00
dTimStart: 2014-02-23T04:45:00+01:00
md: 1684
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW.
POOH with 17 1/2" BHA on 5 1/2" DP from 1684 m to 1496 m.

dTimEnd: 2014-02-23T06:00:00+01:00
dTimStart: 2014-02-23T05:00:00+01:00
md: 1496
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW.
POOH with 17 1/2" BHA on 5 1/2" DP from 1496 m to 1320 m, 28 m inside 20" shoe. No drag observed when entered 20" shoe at 1348 m.

dTimEnd: 2014-02-23T07:00:00+01:00
dTimStart: 2014-02-23T06:00:00+01:00
md: 1320
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW.
M/U TDS to drill string and sent down link battery off.

dTimEnd: 2014-02-23T07:15:00+01:00
dTimStart: 2014-02-23T07:00:00+01:00
md: 1320
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW.
Performed pre-job meeting prior to manual handling. Remove PS-21 from rotary and install bushing and manual slips.

dTimEnd: 2014-02-23T07:30:00+01:00
dTimStart: 2014-02-23T07:15:00+01:00
md: 1320
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW.
Removed PS-21 from rotary and installed bushing and manual slips.

dTimEnd: 2014-02-23T08:00:00+01:00
dTimStart: 2014-02-23T07:30:00+01:00
md: 1320
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW.
Performed kick drill with crew.

dTimEnd: 2014-02-23T08:15:00+01:00
dTimStart: 2014-02-23T08:00:00+01:00
md: 1320
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW.
Performed pre-job meeting prior to continue to M/U 13 3/8" casing and rack same in derrick.

dTimEnd: 2014-02-23T08:30:00+01:00
dTimStart: 2014-02-23T08:15:00+01:00
md: 1320
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW.
M/U 13 3/8" casing and R/B 4 stands in derrick. M/U shoe track, backer locked and tested floats with water.

dTimEnd: 2014-02-23T16:00:00+01:00
dTimStart: 2014-02-23T08:30:00+01:00
md: 1320
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW.
Change out Baker down link skid.
Adjusted link tilt assy on TDS.
Serviced upper and lower IBOPs on TDS.
Performed service on BX-elevator and Iron roughneck.
Pressure tested Baker down link skid to 190 bar.
General rig service on drilling equipment.
Cleaned drilling modul.

dTimEnd: 2014-02-24T00:00:00+01:00
dTimStart: 2014-02-23T16:00:00+01:00
md: 1320
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: