Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-13T00:00:00+02:00 to 2014-04-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-14T00:00:00+02:00
dTimDiaHoleStart: 2014-04-08T18:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr:  POOH with gun assembly no 7. L/D gun assembly and tractor assembly. M/U new tractor assembly and gun assembly for run no 8. RIH with gun assembly no 8. Perforate interval no 8. POOH with gun assembly no 8, L/D. M/U gun assembly for run no. 9  RIH with gun assembly no 7. Perforate interval no 7. POOH with gun assembly no 7, L/D. 
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 52
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RIH with perforation string no 6. on WL with 30 m/min to 3260 m. Attempted to tractor down from 3260 m. No success due to tractor failure. Troubleshoot on tractor. POOH with gun assembly no 6. due to tractor failure. L/D tractor assembly due to tractor failure. P/U new tractor assembly. RIH with perforation string no 6. to 3250 m. Re-run. Perforated interval from 3852 m to 3870 m. POOH with perforating gun assembly no. 6 L/D. M/U guns, tool string and new tractor for perforating run no. 7. RIH with perforation string no 7. on WL with 30 m/min to 500 m.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-04-13T21:00:00+02:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: RIH with perforation string no 6. on WL with 30 m/min from 300 m to 3260 m.
Correlated across DHPG @ 2640 m. DO = +5 m.
Toolstring stopped moving at 3260 m / 78 deg inclination.
dTimEnd: 2014-04-13T03:00:00+02:00
dTimStart: 2014-04-13T00:00:00+02:00
md: 3260
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Attempted to tractor down from 3260 m. No success due to tractor failure. Troubleshoot on tractor.
dTimEnd: 2014-04-13T03:30:00+02:00
dTimStart: 2014-04-13T03:00:00+02:00
md: 3260
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH with gun assembly no 6. due to tractor failure from 3260 m to 730 m. Mis-run.
dTimEnd: 2014-04-13T06:00:00+02:00
dTimStart: 2014-04-13T03:30:00+02:00
md: 730
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH perforating gun assembly no. 6 mis-run from 730 m.
Shut down the unit @ 800 m.
dTimEnd: 2014-04-13T07:30:00+02:00
dTimStart: 2014-04-13T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Tools in catcher. Closed SV, 40 bar. Closed HMW.
dTimEnd: 2014-04-13T07:45:00+02:00
dTimStart: 2014-04-13T07:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Inflow tested HMV against SIWHP, 35 bar for 10 min. Meanwhile performed pre-job meeting prior to changing out tractor and handling live guns.
dTimEnd: 2014-04-13T08:30:00+02:00
dTimStart: 2014-04-13T07:45:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min.
dTimEnd: 2014-04-13T08:45:00+02:00
dTimStart: 2014-04-13T08:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Broke out lubricator at QST. Set back gun assembly no. 6. L/D tractor assembly due to tractor failure.
dTimEnd: 2014-04-13T09:15:00+02:00
dTimStart: 2014-04-13T08:45:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: P/U new tractor assembly. Installed toolhead and cable. Checked tractor and performed hot check.
dTimEnd: 2014-04-13T10:00:00+02:00
dTimStart: 2014-04-13T09:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: M/U guns, tool string and tractor for perforating run no. 6. Re-run. M/U lubricator.
dTimEnd: 2014-04-13T10:30:00+02:00
dTimStart: 2014-04-13T10:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Tested QTS with test pump on rig floor to 20/250 bar for 5/10 min. Filled riser with MEG.
Opened DHSV, HMV and SV.
dTimEnd: 2014-04-13T11:00:00+02:00
dTimStart: 2014-04-13T10:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with perforation string no 6. on WL with 30 m/min to 3250 m. Re-run.
Correlated across DHPG @ 2640 m. 
Toolstring stopped moving at 3250 m / 78 deg inclination.
dTimEnd: 2014-04-13T13:00:00+02:00
dTimStart: 2014-04-13T11:00:00+02:00
md: 3250
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with perforation string no 6. on WL using tractor from 3250 m to 3580 m.
dTimEnd: 2014-04-13T14:00:00+02:00
dTimStart: 2014-04-13T13:00:00+02:00
md: 3580
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated tool string according to program between 3852 m to 3870 m.
Orientation Pass 1.
Orientation Pass 2.
Orientation Pass 3.
Orientation Pass 4.
Orientation Pass 5.
Shooting Pass.
dTimEnd: 2014-04-13T15:00:00+02:00
dTimStart: 2014-04-13T14:00:00+02:00
md: 3870
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval from 3852 m to 3870 m. Firing depht 3849 m.
Wellhead pressure prior to fire, 37 bar. WHP stabilized at 33,5 bar. Lost 300 lbs surface tension.
dTimEnd: 2014-04-13T15:15:00+02:00
dTimStart: 2014-04-13T15:00:00+02:00
md: 3849
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3849 m with perforating gun assembly no. 6.
Shut down the unit @ 300 m.
dTimEnd: 2014-04-13T17:45:00+02:00
dTimStart: 2014-04-13T15:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tools in catcher. Closed SV, 36,5 bar. Closed HMW.
dTimEnd: 2014-04-13T18:00:00+02:00
dTimStart: 2014-04-13T17:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Inflow tested HMV against SIWHP, 35 bar for 10 min. Meanwhile performed pre-job meeting prior to changing out tractor and L/O guns.
dTimEnd: 2014-04-13T19:00:00+02:00
dTimStart: 2014-04-13T18:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min.
dTimEnd: 2014-04-13T19:15:00+02:00
dTimStart: 2014-04-13T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator at QST. L/D gun assembly no. 6. L/D tractor assembly.
dTimEnd: 2014-04-13T20:00:00+02:00
dTimStart: 2014-04-13T19:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U new tractor assembly. Checked tractor and performed opcheck, checklist, 540V hotcheck.
dTimEnd: 2014-04-13T21:15:00+02:00
dTimStart: 2014-04-13T20:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U guns, tool string and tractor for perforating run no. 7. M/U lubricator.
dTimEnd: 2014-04-13T22:45:00+02:00
dTimStart: 2014-04-13T21:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tested QTS with test pump on rig floor to 20/250 bar for 5/10 min. Filled riser with MEG.
Opened DHSV, HMV and SV.
dTimEnd: 2014-04-13T23:30:00+02:00
dTimStart: 2014-04-13T22:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string no 7. on WL with 30 m/min to 500 m.
dTimEnd: 2014-04-14T00:00:00+02:00
dTimStart: 2014-04-13T23:30:00+02:00
md: 500
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: