Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1992-09-16T00:00:00+02:00 to 1992-09-17T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-18T00:00:00+02:00
dateDrillComplete: 1992-12-18
daysBehind: 8.3
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1992-09-17T00:00:00+02:00
dTimDiaHoleStart: 1992-09-15T01:00:00+02:00
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: DRILL 9 7/8" PILOT HOLE
hpht: 0
md: -999.99
mdDiaHoleStart: 0
mdKickoff: 562
mdPlanned: -999.99
reportNo: 9
ropCurrent: -999.99
sum24Hr: None
tightWell: 0
waterDepth: 84
Drilling fluid:
dTim: 1992-09-16T00:01:00+02:00
density: 1
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: SEAWATER/BENT.
visFunnel: -999.99
yp: -999.99
dTim: 1992-09-16T22:00:00+02:00
density: 1.06
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: SEAWATER/BENT.
visFunnel: 100
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: CONT. P/U 5" HWDP AND RACKED SAME BACK IN DERRICK. M/U 26" BIT FOR RUNNING CTS.
dTimEnd: 1992-09-16T05:30:00+02:00
dTimStart: 1992-09-16T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: PICK UP 9 1/2" DRILL COLLARS.
dTimEnd: 1992-09-16T06:00:00+02:00
dTimStart: 1992-09-16T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: MADE UP SPUD ASSEMBLY.
dTimEnd: 1992-09-16T07:30:00+02:00
dTimStart: 1992-09-16T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: DRIFTED CTS TO 34" USING 34"/36" HOLEOPENER.
dTimEnd: 1992-09-16T08:00:00+02:00
dTimStart: 1992-09-16T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: BREAK CONNECTION BWETWEEN FRONT DRILL AND HOLE OPENER. TREADS DAMAGE. LAID DOWN BOTH.
dTimEnd: 1992-09-16T10:00:00+02:00
dTimStart: 1992-09-16T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: MADE UP 1 STAND 9 1/2" DC AND RACKED BACK IN DERRICK.
dTimEnd: 1992-09-16T11:30:00+02:00
dTimStart: 1992-09-16T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: STABBED INTO CTS PUMP UNIT WITH 26" BIT. CLOSED RAM AND PERFORMED PICK UP TEST.
dTimEnd: 1992-09-16T12:00:00+02:00
dTimStart: 1992-09-16T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: PREPERED CTS PUMP AND HOSE FOR RUNNING.
dTimEnd: 1992-09-16T16:00:00+02:00
dTimStart: 1992-09-16T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: PICKED UP AND RAN CTS PUMP AND HOSE.
dTimEnd: 1992-09-16T17:30:00+02:00
dTimStart: 1992-09-16T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: HOOKED UP COOLING TO CTS FROM RIG SYSTEM.
dTimEnd: 1992-09-16T18:30:00+02:00
dTimStart: 1992-09-16T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: RAN CTS TO 78M.
dTimEnd: 1992-09-16T19:30:00+02:00
dTimStart: 1992-09-16T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: WIRE CONNECTED TO MIDDLE POINT OF CTS HOSE TO SHORT. CLAMPED ON NEW WIRE.
dTimEnd: 1992-09-16T20:00:00+02:00
dTimStart: 1992-09-16T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: RAN CTS.
dTimEnd: 1992-09-16T20:30:00+02:00
dTimStart: 1992-09-16T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: CHECKED WIRE/HOSES WITH ROV.
dTimEnd: 1992-09-16T21:00:00+02:00
dTimStart: 1992-09-16T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POSITIONED RIG OVER WELL. CHECKED WIRE/HOSES WITH ROV.
dTimEnd: 1992-09-16T22:30:00+02:00
dTimStart: 1992-09-16T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RAN CTS. CHECKED WIRE/HOSES WITH ROV.
dTimEnd: 1992-09-17T00:00:00+02:00
dTimStart: 1992-09-16T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: