Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-03T00:00:00+01:00 to 2008-01-04T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-04T00:00:00+01:00
dTimDiaHoleStart: 2008-01-03T16:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: M/U 10 3/4" scraper. Scrape and clean dedicated areas in the well and displace to packer fluid. POOH with clean out string. Wait for MS seal setting tool arriving on supply boat. Perform general maintenance.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 0
mdPlanned: -999.99
mdPlugTop: 3480
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 101
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Pulled GTV plug. Attempted to break MS-seal setting tool - nogo. Reinstalled nominal seat protector. Ran 7" x 9 5/8" x 10 3/4" cleanout string to 1800 m MD.
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-03T15:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: 0
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-04T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Continued RIH with 9.567" drift from 45 m to 150 m.
dTimEnd: 2008-01-03T00:30:00+01:00
dTimStart: 2008-01-03T00:00:00+01:00
md: 150
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with 9.567" drift from 150 m to surface. Laid out the 9.567" drift.
dTimEnd: 2008-01-03T02:00:00+01:00
dTimStart: 2008-01-03T00:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to make/pick up GTV plug retrieving tool. Performed same.

dTimEnd: 2008-01-03T02:15:00+01:00
dTimStart: 2008-01-03T02:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed to power slips.

dTimEnd: 2008-01-03T02:30:00+01:00
dTimStart: 2008-01-03T02:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with the GTV plug retrieving tool from surface to 630 m.

dTimEnd: 2008-01-03T04:30:00+01:00
dTimStart: 2008-01-03T02:30:00+01:00
md: 630
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Made up to TDS and took up/down weight 93/88 MT neutral 91 MT. Rotated the string at 10 RPM with 2 kNm.

dTimEnd: 2008-01-03T04:45:00+01:00
dTimStart: 2008-01-03T04:30:00+01:00
md: 630
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH and tagged plug at 635.4 m. Set down 12 MT picked up 20 MT over pull. Slacked off the neutral weight and turned the string ¼ turn to the left. Pulled up and the GTV plug retrieving tool had disengaged the GTV plug. 

dTimEnd: 2008-01-03T05:00:00+01:00
dTimStart: 2008-01-03T04:45:00+01:00
md: 635.4
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Lined up and circulated down string with 200 lpm / 5 RPM / 1000 Nm, 0.5 m above the plug. Pulled out 2.5 m increased rate 1100 - 2400 lpm / 30 RPM. Washed out the Hi-vis pill over shakers.
dTimEnd: 2008-01-03T05:45:00+01:00
dTimStart: 2008-01-03T05:00:00+01:00
md: 625
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with the GTV plug retrieving tool to engage the GTV plug at 635.4 m.

dTimEnd: 2008-01-03T06:00:00+01:00
dTimStart: 2008-01-03T05:45:00+01:00
md: 634
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Latched GTV plug with LTCT retrieval tool according to BOT instructions. Released plug and allowed rubber element to relax for 15 mins prior to pulling plug.
dTimEnd: 2008-01-03T07:15:00+01:00
dTimStart: 2008-01-03T06:00:00+01:00
md: 641
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with GTV plug from 641 m to 21 m MD on 5 1/2" DP. Removed PS-21 slips and installed masterbushing.
dTimEnd: 2008-01-03T11:15:00+01:00
dTimStart: 2008-01-03T07:15:00+01:00
md: 20
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pulled LTCT head/GTV plug to surface. Observed nominal seat protector caught with GTV plug.  Prepared for working on MS-seal setting tool.
dTimEnd: 2008-01-03T11:30:00+01:00
dTimStart: 2008-01-03T11:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up 13 3/8" MS-seal setting tool. Attempted to dismantle/split tool - nogo. Laid down MS-seal setting tool.
dTimEnd: 2008-01-03T16:15:00+01:00
dTimStart: 2008-01-03T11:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Picked up 13 3/8" seat protector running tool. RIH and installed nominal seat protector in surface wellhead at 20 m MD.
dTimEnd: 2008-01-03T16:45:00+01:00
dTimStart: 2008-01-03T16:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to making up 7" x 9 5/8" x 10 3/4" clean out string.
dTimEnd: 2008-01-03T17:00:00+01:00
dTimStart: 2008-01-03T16:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed from 5 1/2" to 3 1/2" handling gear. Picked up clean out assy #1 comprising of 7" scraper and magnet subs and hung off in rotary.
dTimEnd: 2008-01-03T17:30:00+01:00
dTimStart: 2008-01-03T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Cleared rigfloor. Prepared well control equipment.
dTimEnd: 2008-01-03T18:00:00+01:00
dTimStart: 2008-01-03T17:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to picking up 3 1/2" singles. Ran 3 1/2" drillpipe to 425 m MD.
dTimEnd: 2008-01-03T21:45:00+01:00
dTimStart: 2008-01-03T18:00:00+01:00
md: 425
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Made up kick joint with FOSV and tested same - ok.
dTimEnd: 2008-01-03T22:30:00+01:00
dTimStart: 2008-01-03T21:45:00+01:00
md: 425
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed from 3 1/2" to 5" handling equipment. Picked up and made up clean out assy #2 comprising of X-over, PBR mill and liner top dress mill.
dTimEnd: 2008-01-04T00:00:00+01:00
dTimStart: 2008-01-03T22:30:00+01:00
md: 432
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: