Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-11-28T00:00:00+01:00 to 2014-11-29T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-11-29T00:00:00+01:00
dTimDiaHoleStart: 2014-11-27T09:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Complete IC passes. Bean up well and start production logging.
hpht: 0
md: -999.99
mdCsgLast: 4087.1
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Completetd rigging up WL equipment. Installed tractor & PLT/RST toolstring. Performed Sigma pass from 3949-3480 m. Logged IC pass from 3785 to 3660 m.
tightWell: 0
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Lowered upper riser section and connected same.
Meanwhile Altus and Halliburton tested tools on pipe deck.
dTimEnd: 2014-11-28T01:00:00+01:00
dTimStart: 2014-11-28T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held prejob meeting. Reviewed operation and procedure for logging well.
dTimEnd: 2014-11-28T01:30:00+01:00
dTimStart: 2014-11-28T01:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Drilling had som issues with elevator. Fixed prior to start building lubricator.
dTimEnd: 2014-11-28T02:00:00+01:00
dTimStart: 2014-11-28T01:30:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Built lubricator on drill floor horizontally. Connected sheave wheel to spreader beam in top drive and lifted lubricator into vertical position.
Meanwhile tested Halliburton tools on pipe deck.
dTimEnd: 2014-11-28T04:15:00+01:00
dTimStart: 2014-11-28T02:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to install BHA #1 into lubricator.
dTimEnd: 2014-11-28T04:35:00+01:00
dTimStart: 2014-11-28T04:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: M/U BHA #1 Tractor and PLT/RST toolstring and installed same into lubricator. Stabbed lubricator and started filling rig up with MEG used production MEG pump.
dTimEnd: 2014-11-28T06:00:00+01:00
dTimStart: 2014-11-28T04:35:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Leak tested RU to 20/345 bar 5 /10 min.
dTimEnd: 2014-11-28T07:15:00+01:00
dTimStart: 2014-11-28T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Waited on production for pumping MEG for equalizing pressure above DHSV.
dTimEnd: 2014-11-28T07:45:00+01:00
dTimStart: 2014-11-28T07:15:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Production pumped 10 m3 MEG and equalized pressure above DHSV.
dTimEnd: 2014-11-28T08:45:00+01:00
dTimStart: 2014-11-28T07:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Opened SV. SIWHP 62 bar.
dTimEnd: 2014-11-28T08:50:00+01:00
dTimStart: 2014-11-28T08:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH BHA #1 Tractor and PLT/RST toolstring from surface to 500 m.
dTimEnd: 2014-11-28T09:15:00+01:00
dTimStart: 2014-11-28T08:50:00+01:00
md: 500
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Schlumberger checked PLT/RST tools.
dTimEnd: 2014-11-28T09:40:00+01:00
dTimStart: 2014-11-28T09:15:00+01:00
md: 500
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued RIH to 2925 m.
Meanwhile: Held well control drill, lost air supply to grease injection skid. Held debrief.
Depth      P/U weight
500 m       1100 lbs
1000 m     1730 lbs
1500 m     2450 lbs
2000 m     3050 lbs
2500 m     3900 lbs
dTimEnd: 2014-11-28T12:40:00+01:00
dTimStart: 2014-11-28T09:40:00+01:00
md: 2925
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Correlated depth across intervall 2925 m to 2800 m.
dTimEnd: 2014-11-28T13:00:00+01:00
dTimStart: 2014-11-28T12:40:00+01:00
md: 2925
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Calibrated spinner at 10, 20 and 30 m/min in interval 2925 m to 2800 m.
dTimEnd: 2014-11-28T13:50:00+01:00
dTimStart: 2014-11-28T13:00:00+01:00
md: 2800
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued RIH to 3101 m, not able to get deeper by gravity.
dTimEnd: 2014-11-28T14:05:00+01:00
dTimStart: 2014-11-28T13:50:00+01:00
md: 3101
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Pulled up to 3075 m and activated tractor.
dTimEnd: 2014-11-28T14:15:00+01:00
dTimStart: 2014-11-28T14:05:00+01:00
md: 3075
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued RIH from 3075 m to 3640 m with tractor. 
Depth         P/U weight
3000 m       4200 lbs  
3500 m       4450 lbs
Stopped at 3640 to perform correlation pass.
dTimEnd: 2014-11-28T15:40:00+01:00
dTimStart: 2014-11-28T14:15:00+01:00
md: 3640
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Pulled up from 3640 to 3523 and correlated. Observed challenge in reading CCL and porosity for correlation.
dTimEnd: 2014-11-28T16:15:00+01:00
dTimStart: 2014-11-28T15:40:00+01:00
md: 3523
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Powered down logging tools and switched to tractor. Powered up tractor.
dTimEnd: 2014-11-28T16:25:00+01:00
dTimStart: 2014-11-28T16:15:00+01:00
md: 3523
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Started tractor and RIH from 3523 to 3931 m. Observed high current draw from tractor, indicating tractor stalling out. Had normal PW at 3931 m which was HUD.
dTimEnd: 2014-11-28T17:00:00+01:00
dTimStart: 2014-11-28T16:25:00+01:00
md: 3931
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Defined 3931 as HUD. Depth was 42 m shallower than stated in program. OK to proceed.
dTimEnd: 2014-11-28T17:30:00+01:00
dTimStart: 2014-11-28T17:00:00+01:00
md: 3931
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Logged Sigma pass from 3931 m up to 3475 m at 10 m/min.
dTimEnd: 2014-11-28T18:25:00+01:00
dTimStart: 2014-11-28T17:30:00+01:00
md: 3475
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Powered down logging tools and switched to tractor. Powered up tractor.
dTimEnd: 2014-11-28T18:40:00+01:00
dTimStart: 2014-11-28T18:25:00+01:00
md: 3475
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Started tractor and RIH to 3795 m using tractor.
dTimEnd: 2014-11-28T19:30:00+01:00
dTimStart: 2014-11-28T18:40:00+01:00
md: 3795
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Switched back to Schlumberger to perform IC pass.
dTimEnd: 2014-11-28T20:10:00+01:00
dTimStart: 2014-11-28T19:30:00+01:00
md: 3795
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Started IC pass pulling 0,5 m/min from 3785 up to 3480 m according to program. 
Meanwhile performed well control drill: Leak below BOP.
dTimEnd: 2014-11-28T23:20:00+01:00
dTimStart: 2014-11-28T20:10:00+01:00
md: 3660
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Stopped at 3660 m. Observed cable speed ocasionally jumping between 0,2-2 m/min. Challenging to keep steady speed. Discussed with PETEC to keep speed as close as possible to 0,5 m/min. OK to proceed.
dTimEnd: 2014-11-28T23:45:00+01:00
dTimStart: 2014-11-28T23:20:00+01:00
md: 3660
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued to log IC pass from 3660 to 3480 m at 0,5 m/min.
dTimEnd: 2014-11-29T00:00:00+01:00
dTimStart: 2014-11-28T23:45:00+01:00
md: 3660
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: