Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-11-04T00:00:00+01:00 to 2013-11-05T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 9.9
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-11-05T00:00:00+01:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Retrieve 10 3/4" casing.
Install wear bushing.
RIH and cut 13 3/8" casing.
hpht: 0
md: 2637
mdCsgLast: 2561.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 77
ropCurrent: -999.99
sum24Hr: Cut 9 5/8" casing.
Retrieved 10 3/4" lock down assembly.
Retrieved 10 3/4" casing.
tightWell: 0
tvdCsgLast: 2416.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-11-04T22:00:00+01:00
density: 1.21
locationSample: Active pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
dTim: 2013-11-04T16:00:00+01:00
density: 1.24
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
dTim: 2013-11-04T04:00:00+01:00
density: -999.99
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 32
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: Removed PS-21 slips and installed masterbushings.
dTimEnd: 2013-11-04T00:15:00+01:00
dTimStart: 2013-11-04T00:00:00+01:00
md: 1433
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH restricted with 10 3/4" casing cutting BHA on 5 1/2" DP from 1433 m to 1470 m.
dTimEnd: 2013-11-04T00:30:00+01:00
dTimStart: 2013-11-04T00:15:00+01:00
md: 1470
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Filled pipe with 240 liter/min.
dTimEnd: 2013-11-04T01:45:00+01:00
dTimStart: 2013-11-04T00:30:00+01:00
md: 1470
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Connected TDS and placed cutter at 1497 meter.
Cut casing with 841 liter/min, 46-59 bar, 120 rpm, 5-15 kNm.
Confirmed cut by setting down 5 Ton on cut off edge at 1497,5 meter.
dTimEnd: 2013-11-04T03:15:00+01:00
dTimStart: 2013-11-04T01:45:00+01:00
md: 1497
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Flow checked well, gaining 270 liter/hour.

Meanwhile installed PS-21 slips.
dTimEnd: 2013-11-04T04:00:00+01:00
dTimStart: 2013-11-04T03:15:00+01:00
md: 1497
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Circulated bottoms up with 1000 liter/hour, 34-37 bar.
dTimEnd: 2013-11-04T05:15:00+01:00
dTimStart: 2013-11-04T04:00:00+01:00
md: 1497
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Flow checked well, static.
dTimEnd: 2013-11-04T05:30:00+01:00
dTimStart: 2013-11-04T05:15:00+01:00
md: 1497
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Pumped 6,7 m3 1,54 sg slug.
dTimEnd: 2013-11-04T06:00:00+01:00
dTimStart: 2013-11-04T05:30:00+01:00
md: 1497
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH with 10 3/4" casing cutter on 5 1/2" DP from 1497 m to 788 m.
 Average tripping speed 945 meter/hr.
dTimEnd: 2013-11-04T06:45:00+01:00
dTimStart: 2013-11-04T06:00:00+01:00
md: 788
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Filled trip tank.
Held pre-job meeting with oncoming crew.
dTimEnd: 2013-11-04T07:00:00+01:00
dTimStart: 2013-11-04T06:45:00+01:00
md: 788
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH with 10 3/4" casing cutter on 5 1/2" DP from 788 m to 21 m.
 Average tripping speed 945 meter/hr.
dTimEnd: 2013-11-04T07:45:00+01:00
dTimStart: 2013-11-04T07:00:00+01:00
md: 21
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Removed PS-21 slips and installed master bushings.
dTimEnd: 2013-11-04T08:00:00+01:00
dTimStart: 2013-11-04T07:45:00+01:00
md: 21
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH with 10 3/4" casing cutter on 5 1/2" DP from 21m to surface.
Laid down cutting assembly to cantilever.
Cleaned and cleared rigfloor.

dTimEnd: 2013-11-04T08:45:00+01:00
dTimStart: 2013-11-04T08:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting.
dTimEnd: 2013-11-04T09:00:00+01:00
dTimStart: 2013-11-04T08:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up and made up lock down assembly retrieval tool.
RIH with retrieval tool on 5 1/2" from surface to 130 m.
Made up TDS and jetted area between 130 m and 142 m twice with 3000 liter/min, 54 bar.
Engaged lock down assembly retrieval tool at 139 meter.
Pulled lock down assembly free with 17 ton overpull.
POOH with lock down assembly and laid out same.
dTimEnd: 2013-11-04T12:30:00+01:00
dTimStart: 2013-11-04T09:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushings and installed BHA Wash Tool.
Cleaned and cleared rigfloor.
dTimEnd: 2013-11-04T13:15:00+01:00
dTimStart: 2013-11-04T12:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up spear assembly from HTS.
RIH with spear from surface to 129 meter.
Made up TDS and recorded up / down weights 80 / 77 Ton. RIH to 138 meter.
Continued to run in and engaged casing at 149 meter.
Pulled casing free with 175 Ton, Pulled to 1493 meter.
dTimEnd: 2013-11-04T15:00:00+01:00
dTimStart: 2013-11-04T13:15:00+01:00
md: 1493
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to displacement.
dTimEnd: 2013-11-04T15:15:00+01:00
dTimStart: 2013-11-04T15:00:00+01:00
md: 1493
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Pulled slowly OOH with casing from 1493 m to 1486 m.
Established circulation with 1,25 sg mud in increments of 400 liter/min to 2200 liter/min, 94 bar.
Circulated until equal MW in / out.
dTimEnd: 2013-11-04T17:00:00+01:00
dTimStart: 2013-11-04T15:15:00+01:00
md: 1486
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Flow checked well for 15 minutes, gained 360 liter/hour.
dTimEnd: 2013-11-04T17:15:00+01:00
dTimStart: 2013-11-04T17:00:00+01:00
md: 1486
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Racked back 1 stand of 5 1/2" DP to 1477 meter.
dTimEnd: 2013-11-04T17:30:00+01:00
dTimStart: 2013-11-04T17:15:00+01:00
md: 1477
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Flow checked well for 30 minutes, gained 360 liter/hour.
dTimEnd: 2013-11-04T18:00:00+01:00
dTimStart: 2013-11-04T17:30:00+01:00
md: 1477
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Circulated bottoms up with 2435 liter/min, 96 bar, MW in / out 1,25 sg.
dTimEnd: 2013-11-04T19:15:00+01:00
dTimStart: 2013-11-04T18:00:00+01:00
md: 1477
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Flow checked well, static.
dTimEnd: 2013-11-04T19:45:00+01:00
dTimStart: 2013-11-04T19:15:00+01:00
md: 1477
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Pumped 7,5 m3 1,54 sg slug.
Performed pre-job meeting prior to POOH with 10 3/4" casing.
dTimEnd: 2013-11-04T20:15:00+01:00
dTimStart: 2013-11-04T19:45:00+01:00
md: 1477
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Picked up and released spear from hanger.
Laid out spear assembly to cantilever.
Attempted to brake out hanger, observed failure on casing tong.
dTimEnd: 2013-11-04T23:00:00+01:00
dTimStart: 2013-11-04T20:15:00+01:00
md: 1396
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Repaired faulty electrical connection on casing tong.
dTimEnd: 2013-11-04T23:15:00+01:00
dTimStart: 2013-11-04T23:00:00+01:00
md: 1396
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Broke out hanger and laid down same.
dTimEnd: 2013-11-05T00:00:00+01:00
dTimStart: 2013-11-04T23:15:00+01:00
md: 1396
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
Lithology and shows: