Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1992-11-19T00:00:00+01:00 to 1992-11-20T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-18T00:00:00+02:00
dateDrillComplete: 1992-12-18
daysBehind: 18.1
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1992-11-20T00:00:00+01:00
dTimDiaHoleStart: 1992-11-18T07:00:00+01:00
diaHole: 26
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *WOW
*RUN BOP/RISER
hpht: 0
md: -999.99
mdCsgLast: 531
mdDiaHoleStart: 545
mdKickoff: 562
mdPlanned: -999.99
reportNo: 20
ropCurrent: -999.99
sum24Hr: *REPAIRED LEAKING SHEAR RAM.  WAITED ON WEATHER TO RUN BOP/RISER.
tightWell: 0
waterDepth: 84
wellheadElevation: 103.3
Drilling fluid:
dTim: 1992-11-19T23:00:00+01:00
density: 1.2
locationSample: Active pit
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: 30
type: KCL/PAC/PHPA
visFunnel: 106
yp: 13.5
Pore pressure:
Survey stations:
Activities:
comments: CONT. WORKING ON SHEAR RAM.  FOUND T-SEAL TO BE DAMAGED.
dTimEnd: 1992-11-19T00:30:00+01:00
dTimStart: 1992-11-19T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: fail
stateDetailActivity: equipment failure
comments: LD RISER AND RUNNING TOOL
dTimEnd: 1992-11-19T02:00:00+01:00
dTimStart: 1992-11-19T00:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: CHANGED SAVER SUB IN TDS TO 6 5/8" FH.
dTimEnd: 1992-11-19T03:30:00+01:00
dTimStart: 1992-11-19T02:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RU FOR AND CARRIED OUT TORQUE MEASUREMENTS FOR CALIBRATION PURPOSES.
dTimEnd: 1992-11-19T06:00:00+01:00
dTimStart: 1992-11-19T03:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: CONT.REPAIRING SHEAR RAM.
dTimEnd: 1992-11-19T07:00:00+01:00
dTimStart: 1992-11-19T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: W.O.W. TO RUN BOP/RISER
dTimEnd: 1992-11-20T00:00:00+01:00
dTimStart: 1992-11-19T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: