Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2016-10-03T00:00:00+02:00 to 2016-10-04T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-04T00:00:00+02:00
dTimDiaHoleStart: 2016-10-01T15:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Engage THRT and release TH
- R/U WL, cut tubing on WL
- Pull TH
- Pull 7in tubing
hpht: 0
md: -999.99
mdCsgLast: 3508
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2755
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Installed BPV plug
- N/D Xmas tree and spacer spool
- N/U high pressure riser and BOP
- Retrieved BPV plug
- P/U THRT
tightWell: 0
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to install BPV plug for drop protection and Xmas tree lifting cap. Meanwhile worked to perform BOP test No5
dTimEnd: 2016-10-03T00:15:00+02:00
dTimStart: 2016-10-03T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Remove scaffolding from around Xmas tree and R/D electric and hydraulic lines from Xmas tree. Meanwhile performed pre-job meeting to N/D Xmas tree, pressure tested BOP test No5
dTimEnd: 2016-10-03T02:30:00+02:00
dTimStart: 2016-10-03T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed hatches and beam between slots. Meanwhile worked to pressure test BOP test No6, 7
dTimEnd: 2016-10-03T03:15:00+02:00
dTimStart: 2016-10-03T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing and outer ring. Lowered diverter chains on TDS bails to wellhead and attached to X-tree. Meanwhile pressure tested BOP test No7
dTimEnd: 2016-10-03T04:00:00+02:00
dTimStart: 2016-10-03T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to lift Xmas tree
dTimEnd: 2016-10-03T04:15:00+02:00
dTimStart: 2016-10-03T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Took weight as per lifting plan and removed Grayloc clamp. Lifted X-tree to moonpool. Transfered load to gantry crane in moonpool.  Attached lifting arrangement from TDS to Spacer spool
dTimEnd: 2016-10-03T05:15:00+02:00
dTimStart: 2016-10-03T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Released NT-2 connector on wellhead, had difficulties to release 2x tight bolts. Meanwhile prepared HP riser on rig floor
dTimEnd: 2016-10-03T06:30:00+02:00
dTimStart: 2016-10-03T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cut control lines, installed communication collar and dart on BPV, cleaned up seal area.  Meanwhile P/U riser from HTS
dTimEnd: 2016-10-03T08:15:00+02:00
dTimStart: 2016-10-03T06:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed covers in moonpool using rigfloor winch
dTimEnd: 2016-10-03T08:45:00+02:00
dTimStart: 2016-10-03T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and RIH HP riser and M/U NT-2 connector
dTimEnd: 2016-10-03T09:15:00+02:00
dTimStart: 2016-10-03T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed scaffolding from test stump and built scaffolding around HP Riser. Performed checks prior to skid BOP to well center.  Meanwhile worked to M/U TDS test assembly
dTimEnd: 2016-10-03T11:00:00+02:00
dTimStart: 2016-10-03T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to move BOP to well center
dTimEnd: 2016-10-03T11:15:00+02:00
dTimStart: 2016-10-03T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Skidded BOP to well center and landed off on HP riser. Meanwhile pressure tested kelly hose to 20/345 bar, 5/10 min
dTimEnd: 2016-10-03T12:00:00+02:00
dTimStart: 2016-10-03T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to M/U NT-2 connector
dTimEnd: 2016-10-03T12:15:00+02:00
dTimStart: 2016-10-03T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U NT-2 connector. Meanwhile pressure tested upper/lower IBOPs and 2x FOSVs to 20/345 bar, 5/10 min
dTimEnd: 2016-10-03T13:30:00+02:00
dTimStart: 2016-10-03T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to connect tension cylinders
dTimEnd: 2016-10-03T13:45:00+02:00
dTimStart: 2016-10-03T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U tension system
dTimEnd: 2016-10-03T15:00:00+02:00
dTimStart: 2016-10-03T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to handle slick joint
dTimEnd: 2016-10-03T15:15:00+02:00
dTimStart: 2016-10-03T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing, RIH with Slick joint and M/U same, measured RKB to top of Annular = 5.78m
dTimEnd: 2016-10-03T16:00:00+02:00
dTimStart: 2016-10-03T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to handle diverter
dTimEnd: 2016-10-03T16:15:00+02:00
dTimStart: 2016-10-03T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and RIH w/ diverter and landed off. Continued M/U slick joint. Meanwhile removed chains from bails and connected overshot hose. Energized overshot, lined up and filled hole with 3m3. No leaks observed
dTimEnd: 2016-10-03T17:45:00+02:00
dTimStart: 2016-10-03T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lined up cement unit through kill HCR, closed BSRs. Applied 20 bar to kill HCR valve to confirm line up
dTimEnd: 2016-10-03T18:00:00+02:00
dTimStart: 2016-10-03T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: With slick joint made up, fine tuned tension cylinders for equal pull
dTimEnd: 2016-10-03T18:30:00+02:00
dTimStart: 2016-10-03T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed connection test to 20/345 bar 5/10 min, good test
dTimEnd: 2016-10-03T19:00:00+02:00
dTimStart: 2016-10-03T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Finished to M/U slick joints, cleaned and cleared rig floor
dTimEnd: 2016-10-03T19:30:00+02:00
dTimStart: 2016-10-03T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed handling equipment to 3.5in DP
dTimEnd: 2016-10-03T20:00:00+02:00
dTimStart: 2016-10-03T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to retrieve dart and BPV
dTimEnd: 2016-10-03T20:15:00+02:00
dTimStart: 2016-10-03T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Retrieved dart from BPV
dTimEnd: 2016-10-03T21:15:00+02:00
dTimStart: 2016-10-03T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Retrieved BPV
dTimEnd: 2016-10-03T21:45:00+02:00
dTimStart: 2016-10-03T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/B 3.5in DP, L/D retrieval tool
dTimEnd: 2016-10-03T22:15:00+02:00
dTimStart: 2016-10-03T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed handling gear, prepared for running THRT
dTimEnd: 2016-10-03T22:30:00+02:00
dTimStart: 2016-10-03T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to R/U casing tong
dTimEnd: 2016-10-03T22:45:00+02:00
dTimStart: 2016-10-03T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U casing tong
dTimEnd: 2016-10-03T23:30:00+02:00
dTimStart: 2016-10-03T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to run w/ THRT and landing string
dTimEnd: 2016-10-03T23:45:00+02:00
dTimStart: 2016-10-03T23:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and RIH with tubing hanger running tool (THRT).
dTimEnd: 2016-10-04T00:00:00+02:00
dTimStart: 2016-10-03T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: