Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-12T00:00:00+02:00 to 2013-06-13T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-06-13T00:00:00+02:00
dTimDiaHoleStart: 2013-06-12T20:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH 7" liner to 1300 m.
hpht: 0
md: 4770
mdCsgLast: 3192.5
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 16
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: POOH with 8 1/2" BHA from 4583 m to surface and L/O same. R/U 7" liner handling equipment. P/U and M/U shoetrack.
tightWell: 0
tvd: 3257
tvdCsgLast: 2780.3
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-06-12T21:00:00+02:00
density: 1.32
locationSample: Active pit
md: 4770
mudClass: oil based
presBopRating: 345
pv: 31
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
dTim: 2013-06-12T10:00:00+02:00
density: 1.32
locationSample: Active pit
md: 4770
mudClass: oil based
presBopRating: 345
pv: 32
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
Pore pressure:
dTim: 2013-06-13T00:00:00+02:00
equivalentMudWeight: 1.11
md: 3200
readingKind: estimated
dTim: 2013-06-13T00:00:00+02:00
equivalentMudWeight: 1.29
md: 3361
readingKind: estimated
dTim: 2013-06-13T00:00:00+02:00
equivalentMudWeight: 1.18
md: 4770
readingKind: estimated
Survey stations:
azi: 66.17
dTim: 2013-06-13T00:00:00+02:00
incl: 39.91
md: 4690.3
tvd: 3194.4
azi: 68.41
dTim: 2013-06-13T00:00:00+02:00
incl: 44.55
md: 4649.9
tvd: 3164.5
azi: 65.09
dTim: 2013-06-13T00:00:00+02:00
incl: 37.45
md: 4730.3
tvd: 3225.6
azi: 64.86
dTim: 2013-06-13T00:00:00+02:00
incl: 36.8
md: 4757.1
tvd: 3247
azi: 64.86
dTim: 2013-06-13T00:00:00+02:00
incl: 36.8
md: 4770
tvd: 3257.3
Activities:
comments: POOH wet from 4583 m to 3508 m. Average tripping speed 331 m/hr.
dTimEnd: 2013-06-12T03:15:00+02:00
dTimStart: 2013-06-12T00:00:00+02:00
md: 3508
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Re-logged section across 3468 m with 30 m/hr to compare log response, bit depth from 3508 m to 3455 m.
dTimEnd: 2013-06-12T05:00:00+02:00
dTimStart: 2013-06-12T03:15:00+02:00
md: 3508
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" BHA on 5 1/2" DP wet from 3455 m to 3170 m. Average tripping speed 127 m/hr.
dTimEnd: 2013-06-12T07:15:00+02:00
dTimStart: 2013-06-12T05:00:00+02:00
md: 3192
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min- Well static
dTimEnd: 2013-06-12T07:30:00+02:00
dTimStart: 2013-06-12T07:15:00+02:00
md: 3170
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Function tested BOPs
dTimEnd: 2013-06-12T10:00:00+02:00
dTimStart: 2013-06-12T07:30:00+02:00
md: 3170
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Recorded torque and pipe stretch for 7" liner running.
dTimEnd: 2013-06-12T10:30:00+02:00
dTimStart: 2013-06-12T10:00:00+02:00
md: 3170
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pumped slug POOH with 8 1/2" BHA on 5 1/2" DP from 3170 m to 1558 m. Average tripping speed 1290 m/hr. 
Observed problem with zone management system.
dTimEnd: 2013-06-12T12:00:00+02:00
dTimStart: 2013-06-12T10:30:00+02:00
md: 1558
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Troubleshoot zone manegement system
dTimEnd: 2013-06-12T12:30:00+02:00
dTimStart: 2013-06-12T12:00:00+02:00
md: 1558
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: POOH with 8 1/2" BHA on 5 1/2" DP from 1558 m to 186 m. Average tripping speed 1097 m/hr.
dTimEnd: 2013-06-12T13:45:00+02:00
dTimStart: 2013-06-12T12:30:00+02:00
md: 186
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min- Well static
dTimEnd: 2013-06-12T14:00:00+02:00
dTimStart: 2013-06-12T13:45:00+02:00
md: 186
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: L/D 8 1/2" rotary steerable BHA including HWDP from 186 m to surface.
Bit grading: 2, 4, WT, N, X, I, BT, TD
dTimEnd: 2013-06-12T19:45:00+02:00
dTimStart: 2013-06-12T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2013-06-12T20:15:00+02:00
dTimStart: 2013-06-12T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Held TBT. R/U 7" handling equipment.
dTimEnd: 2013-06-12T22:15:00+02:00
dTimStart: 2013-06-12T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U 7"  shoe joint, 3 ea. intermediate joint, float collar joint and landing collar. Verified floats function.
dTimEnd: 2013-06-13T00:00:00+02:00
dTimStart: 2013-06-12T22:15:00+02:00
md: 60
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: