Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2016-07-12T00:00:00+02:00 to 2016-07-13T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-13T00:00:00+02:00
dTimDiaHoleStart: 2016-07-08T11:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - N/U diverter
- Pull BPV
- Instal THRT
- Rig up WL, RIH and cut 7in tbg above production packer
- Release TH, POOH, L/D TH
- Pull 400m of tubing
hpht: 0
md: -999.99
mdCsgLast: 4683.6
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3172
presTestType: formation integrity test
reportNo: 5
ropCurrent: -999.99
sum24Hr: - N/D XT
- Pulled XT spacer spool
- Installed communication collar
- Installed HP riser
- N/U BOP
tightWell: 0
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Removed hatches over F-15 and F-10 slots.
dTimEnd: 2016-07-12T01:00:00+02:00
dTimStart: 2016-07-12T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared XT and TDS for lifting operation. Carried out TBT to lift XT and pull foxhole
dTimEnd: 2016-07-12T01:45:00+02:00
dTimStart: 2016-07-12T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled foxhole to free up way for moonpool overhead crane for transporting XT
dTimEnd: 2016-07-12T03:00:00+02:00
dTimStart: 2016-07-12T01:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled Master bushing. Attached lifting arrangement to XT as per lifting plan
dTimEnd: 2016-07-12T03:45:00+02:00
dTimStart: 2016-07-12T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed Grayloc clamp below XT block. Lifted XT to moonpool and moved to transport skid, secured same on transport skid. Meanwhile installed hatch over F-10 slot to minimize openning
dTimEnd: 2016-07-12T05:15:00+02:00
dTimStart: 2016-07-12T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed foxhole
dTimEnd: 2016-07-12T05:45:00+02:00
dTimStart: 2016-07-12T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed half moon hatches on XT deck, released NT-2 connector. Lifted NT-2 bonnet and spacer spool to rig floor. L/D same
dTimEnd: 2016-07-12T07:00:00+02:00
dTimStart: 2016-07-12T05:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cut control lines in multibowl. Installed blank plug on exit blocks. Removed antivibration ring
dTimEnd: 2016-07-12T09:00:00+02:00
dTimStart: 2016-07-12T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered communication collar from moonpool to multibowl. Installed communication collar. Meanwhile errect scaffolding in moonpool.
dTimEnd: 2016-07-12T10:15:00+02:00
dTimStart: 2016-07-12T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meetingto run HP riser
dTimEnd: 2016-07-12T10:30:00+02:00
dTimStart: 2016-07-12T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Run HP riser, installed gasket, made up riser connection. R/D HP riser slings and recover chains to rig floor
dTimEnd: 2016-07-12T12:15:00+02:00
dTimStart: 2016-07-12T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed moonpool hatches
dTimEnd: 2016-07-12T13:00:00+02:00
dTimStart: 2016-07-12T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed protector and cleaned seal face. Installed gasket. Landed BOP onto riser. Started working with tensioners. Meanwhile pressure tested choke manifold.

dTimEnd: 2016-07-12T19:00:00+02:00
dTimStart: 2016-07-12T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Started to M/U NT-2 connector. Continued pressure test choke manifold
dTimEnd: 2016-07-12T21:00:00+02:00
dTimStart: 2016-07-12T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed slick joint
dTimEnd: 2016-07-12T21:30:00+02:00
dTimStart: 2016-07-12T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued to M/U NT-2 connector. Installed BOP tension system. Shifted BOP load to tension system
dTimEnd: 2016-07-13T00:00:00+02:00
dTimStart: 2016-07-12T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: