Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-10T00:00:00+02:00 to 2008-06-11T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-11T00:00:00+02:00
dTimDiaHoleStart: 2008-06-10T23:00:00+02:00
diaHole: 8.5
distDrill: 5
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drill 8½" hole section from 2850m to 3100m. 

hpht: 0
md: 2793
mdCsgLast: 2783.5
mdDiaHoleStart: 2791
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 56
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: RIH with 8½" drilling BHA on 5½" DP. Tagged TOC at 2754m. Drilled out shoe track from 2754m to 2783m + 3m new formation. Took FIT equivalent 1.56 SG, using 1.30 SG heavy OBM. Continued drill 8½" hole from 2791m to 2850m. 
tightWell: 0
tvd: 2728.4
tvdCsgLast: 2728.3
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-10T06:00:00+02:00
density: 1.31
locationSample: Active pit
md: 2778
mudClass: oil based
presBopRating: 690
pv: 22
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8.5
dTim: 2008-06-10T13:00:00+02:00
density: 1.31
locationSample: Active pit
md: 2788
mudClass: oil based
presBopRating: 690
pv: 25
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 7
Pore pressure:
dTim: 2008-06-11T00:00:00+02:00
equivalentMudWeight: 1.03
md: 2788
readingKind: estimated
Survey stations:
azi: 54.98
dTim: 2008-06-11T00:00:00+02:00
incl: 39.56
md: 2790.4
tvd: 2733.6
azi: 57.3
dTim: 2008-06-11T00:00:00+02:00
incl: 40.36
md: 2830.8
tvd: 2763.7
Activities:
comments: Contiuned calibration of Schlumberger MWD block height.
dTimEnd: 2008-06-10T00:30:00+02:00
dTimStart: 2008-06-10T00:00:00+02:00
md: 545
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Continued RIH with 8½" drilling BHA on 5" DP, from 545m to 953m. Using remote operated cleaning and greasing device for the DP. Trip time 326 m/hour.

dTimEnd: 2008-06-10T01:45:00+02:00
dTimStart: 2008-06-10T00:30:00+02:00
md: 953
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Filled the pipe and emptied the trip tank.
dTimEnd: 2008-06-10T02:30:00+02:00
dTimStart: 2008-06-10T01:45:00+02:00
md: 953
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Continued RIH with 8½" drilling BHA on 5" DP, from 953m to 1115m. Using remote operated cleaning and greasing device for the DP. Trip time 324 m/hour.

dTimEnd: 2008-06-10T03:00:00+02:00
dTimStart: 2008-06-10T02:30:00+02:00
md: 1115
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Made up 5" x 5½" XO. and changed over to 5½" surface handlig equipment.
dTimEnd: 2008-06-10T03:30:00+02:00
dTimStart: 2008-06-10T03:00:00+02:00
md: 1115
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Continued RIH with 8½" drilling BHA on 5½" DP, from 1115m to 1317m. Using remote operated cleaning and greasing device for the DP. Trip time 202 m/hour.

dTimEnd: 2008-06-10T04:30:00+02:00
dTimStart: 2008-06-10T03:30:00+02:00
md: 1317
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Filled the pipe and emptied the trip tank.
dTimEnd: 2008-06-10T04:45:00+02:00
dTimStart: 2008-06-10T04:30:00+02:00
md: 1317
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Continued RIH with 8½" drilling BHA on 5½" DP, from 1317m to 1722m. Using remote operated cleaning and greasing device for the DP. Trip time 324 m/hour.
dTimEnd: 2008-06-10T06:00:00+02:00
dTimStart: 2008-06-10T04:45:00+02:00
md: 1722
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Filled the pipe and emptied the trip tank.

dTimEnd: 2008-06-10T06:15:00+02:00
dTimStart: 2008-06-10T06:00:00+02:00
md: 1722
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Held choke drill with night and day shift.

dTimEnd: 2008-06-10T07:15:00+02:00
dTimStart: 2008-06-10T06:15:00+02:00
md: 1722
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Held tool box prior to continue RIH with 8½" drilling BHA on 5½" DP.

dTimEnd: 2008-06-10T07:30:00+02:00
dTimStart: 2008-06-10T07:15:00+02:00
md: 1722
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Continued RIH with 8½" drilling BHA on 5½" DP, from 1722m to 2731m. Using remote operated cleaning and greasing device for the DP. Trip time 403 m/hour.

dTimEnd: 2008-06-10T10:00:00+02:00
dTimStart: 2008-06-10T07:30:00+02:00
md: 2731
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Made up to TDS. Washed down and tagged TOC at 2754m. Tagged with 2 MT, Parameters: Flow 1690 lpm / SPP 128 bar / String RPM 50 / TQ 4-6 kNm. MUD weight 1.3 SG. 

dTimEnd: 2008-06-10T11:15:00+02:00
dTimStart: 2008-06-10T10:00:00+02:00
md: 2754
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled out float from 2754m to 2758m. Drilling parameters: Flow 1690 lpm / SPP 128 bar / String RPM 60 / TQ 5-8 kNm. MUD weight 1.30 SG.

dTimEnd: 2008-06-10T16:15:00+02:00
dTimStart: 2008-06-10T11:15:00+02:00
md: 2758
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled out shoe track from 2758m to 2783m. Drilling parameters: Flow 1690 lpm / SPP 128 bar / String RPM 60 / TQ 5-8 kNm. MUD weight 1.30 SG.
Reamed the shoe and pulled back through shoe with no rotation.
dTimEnd: 2008-06-10T18:30:00+02:00
dTimStart: 2008-06-10T16:15:00+02:00
md: 2783
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled new formation from 2788m to 2791m. Cleaned out rate hole and verified no restrictions. Drilling parameters: Flow 1695 lpm / SPP 124 bar / String RPM 70 /  WOB 1-5 MT / TQ 6-11 kNm. MUD weight 1.3 SG. 

dTimEnd: 2008-06-10T20:45:00+02:00
dTimStart: 2008-06-10T18:30:00+02:00
md: 2791
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Circulated to even mud weight of 1.30 SG in/out. Meanwhile held tool box talk prior to perform FIT. 

dTimEnd: 2008-06-10T21:30:00+02:00
dTimStart: 2008-06-10T20:45:00+02:00
md: 2785
phase: fixed
proprietaryCode: formation evaluation -- rft/fit
state: ok
stateDetailActivity: success
comments: Pulled up in the shoe having the bit out of the shoe.
dTimEnd: 2008-06-10T21:45:00+02:00
dTimStart: 2008-06-10T21:30:00+02:00
md: 2783
phase: fixed
proprietaryCode: formation evaluation -- rft/fit
state: ok
stateDetailActivity: success
comments: Flushed the lines from Cmt unit to the rig floor down the string and up annulus using the Cmt unit. Lined up and leak tested the line from Cmt unit to the rig floor 100 bars. 5 mins.  Simultaneously closed the pipe ram of the BOP. 

dTimEnd: 2008-06-10T22:00:00+02:00
dTimStart: 2008-06-10T21:45:00+02:00
md: 2783
phase: fixed
proprietaryCode: formation evaluation -- rft/fit
state: ok
stateDetailActivity: success
comments: Took FIT equivalent to 1.56 SG, using 1.30 SG heavy OBM. Pumped 70 lpm and applied 71.5 bars to the string and annulus. Shut down the pump. Downhole reading from Schlumberger equivalent to 1,565 SG.
dTimEnd: 2008-06-10T22:30:00+02:00
dTimStart: 2008-06-10T22:00:00+02:00
md: 2783
phase: fixed
proprietaryCode: formation evaluation -- rft/fit
state: ok
stateDetailActivity: success
comments: Pumped down the hole with OBM from the Cmt unit. Lined up for drilling.
dTimEnd: 2008-06-10T23:00:00+02:00
dTimStart: 2008-06-10T22:30:00+02:00
md: 2783
phase: fixed
proprietaryCode: formation evaluation -- rft/fit
state: ok
stateDetailActivity: success
comments: Took survey at 2789m and set tool.

dTimEnd: 2008-06-10T23:30:00+02:00
dTimStart: 2008-06-10T23:00:00+02:00
md: 2789
phase: fixed
proprietaryCode: drilling -- survey
state: ok
stateDetailActivity: success
comments: Continued to drill 8½" hole from 2791m to 2793m. Drilling parameters: Flow 1695 lpm / SPP 168 bar / String RPM 100 /  WOB 9-10 MT / TQ 10-13 kNm / ROP 8 m/hour /   ESD 1.393 SG / MUD weight 1.30 SG.

dTimEnd: 2008-06-11T00:00:00+02:00
dTimStart: 2008-06-10T23:30:00+02:00
md: 2793
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows:
dTim: 2008-06-11T00:00:00+02:00
lithology: Limestone
mdBottom: 2830
mdTop: 2788
tvdBottom: 2764
tvdTop: 2732