Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-07-01T00:00:00+02:00 to 2008-07-02T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-07-02T00:00:00+02:00
dTimDiaHoleStart: 2008-06-28T08:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Commission XMT. Prepare for running WL.
hpht: 0
md: 3750
mdCsgLast: 3695
mdDiaHoleStart: 3761
mdPlanned: -999.99
mdPlugTop: 3654
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 77
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Commissioned XMT. Meanwhile prepared for running WL and performed rig maintenance.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-07-01T00:00:00+02:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Comissioned XMT. Tested coflex hose 100 bar / 15 min - test approved by production.

Meanwhile prepared for running WL :
-Changed IBOP on TDS
-Performed service on drawwork
-Cleaned and tidied drillfloor
-Removed support bracket from flowline for modifications
-Checked and tested equipment
-Made up lubricator sections on cantilever
-Spotted grease injection skid and well control skid on drillfloor
dTimEnd: 2008-07-01T06:00:00+02:00
dTimStart: 2008-07-01T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Commissioned XMT.

Meanwhile :
-Dismantled IBOPs
-Maintenance on diverter
-Mounted and commissioned manrider on drillfloor
-Cleaned lower shakers
-Performed derrick inspection

dTimEnd: 2008-07-01T12:00:00+02:00
dTimStart: 2008-07-01T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Commissioned XMT.

Meanwhile :
-Installed WL riser spool / x-over on XMT.
-Installed WL BOP's
-Fitted hole cover around WL riser spool on weatherdeck

dTimEnd: 2008-07-01T13:00:00+02:00
dTimStart: 2008-07-01T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Commissioned XMT.

Meanwhile :
-Mounted IBOPs
-Prepared for running WL
-Cleaned in drilling areas
dTimEnd: 2008-07-02T00:00:00+02:00
dTimStart: 2008-07-01T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: