Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-05-18T00:00:00+02:00 to 2009-05-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-05-19T00:00:00+02:00
dTimDiaHoleStart: 2009-05-06T15:30:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drill out shoetrack and shoe at 3439 m. Drill rathole and 3 m new formation to 3445 m. Circulate and clean out rat hole and until even MW in/ out. Pump 4 m3 LCM pill at TD. POOH to 3332 m above LCM pill. Perform FIT to 1,55 sg. Drill 8 1/2" hole from 3445 m to approx 3600 m.

Target for tomorrow at 06:00 hrs: Drilling 8 1/2" hole at 3600 m.
hpht: 0
md: 3442
mdCsgLast: 3441
mdDiaHoleStart: 2619
mdPlanned: -999.99
mdStrengthForm: 2619
presTestType: formation integrity test
reportNo: 43
ropCurrent: -999.99
strengthForm: 1.4
sum24Hr: P/U and RIH with 8 1/2" BHA on 5" DP from surface to 627 m. Tested MWD at 627 m. Continued RIH with 8 1/2" BHA from 627 m to 1808 m. Slipped and cut drilling line. Continued RIH with 8 1/2" BHA on 5" DP from 1808 m to 2174 m. RIH with 8 1/2" BHA on 5 1/2" DP from 2174 m to 3305 m. Washed down in hole from 3305 m to 3394 m. Tagged top plug/ cement at 3394 m. Drilled plugs and soft cement in shoetrack from 3394 m to 3434 m.
tightWell: 0
tvd: 2653.7
tvdCsgLast: 2654
tvdStrengthForm: 2296
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-05-18T23:00:00+02:00
density: 1.3
locationSample: Active pit
md: 3442
mudClass: oil based
presBopRating: 690
pv: 27
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
dTim: 2009-05-18T14:00:00+02:00
density: 1.3
locationSample: Active pit
md: 3442
mudClass: oil based
presBopRating: 690
pv: 25
type: Enviromul Yellow
visFunnel: -999.99
yp: 9.5
Pore pressure:
Survey stations:
Activities:
comments: Pumped 5 m3 1,6 sg slug. Chased and allowed to settle.
dTimEnd: 2009-05-18T00:30:00+02:00
dTimStart: 2009-05-18T00:00:00+02:00
md: 3287
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: POOH with 9 5/8" RTTS on 5 1/2" DP from 3287 m to 2506 m. Reduced speed while POOH with packer in 9 5/8" liner.
dTimEnd: 2009-05-18T02:00:00+02:00
dTimStart: 2009-05-18T00:30:00+02:00
md: 2506
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: POOH with 9 5/8" RTTS on 5 1/2" DP from 2506 m to 19 m.  (829 m/ hr)
dTimEnd: 2009-05-18T05:00:00+02:00
dTimStart: 2009-05-18T02:00:00+02:00
md: 19
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: Removed PS-21 slips and installed master bushed. Racked back last stand in derrick.
dTimEnd: 2009-05-18T05:30:00+02:00
dTimStart: 2009-05-18T05:00:00+02:00
md: 19
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: POOH and LD RTTS assy from 19 m to surface.
dTimEnd: 2009-05-18T06:00:00+02:00
dTimStart: 2009-05-18T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: Cleaned and cleared rig floor and prepared P/U 8 1/2" BHA.
dTimEnd: 2009-05-18T06:15:00+02:00
dTimStart: 2009-05-18T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: PU and RIH with 8 1/2" BHA from surface to 42 m. Checked communication resistance in telescope and evaluated readings. BHA consist of: PD Exceed, Ecoscope, Telescope, Sonicvisjon and Stethoscope.
dTimEnd: 2009-05-18T08:45:00+02:00
dTimStart: 2009-05-18T06:15:00+02:00
md: 42
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: TBT prior to radio active source activity. Loaded radioactive source in ecoscope tool.
dTimEnd: 2009-05-18T09:15:00+02:00
dTimStart: 2009-05-18T08:45:00+02:00
md: 42
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" BHA from 42 m to 138 m of which, 8x 5" HWDP, Jar and Accelerator. Installed totco ring on top of last 5" HWDP at 138 m. Weight below jar; 7,5 ton - Total BHA weight: 10,5 ton.
dTimEnd: 2009-05-18T09:45:00+02:00
dTimStart: 2009-05-18T09:15:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed PS-21 slips.
dTimEnd: 2009-05-18T10:00:00+02:00
dTimStart: 2009-05-18T09:45:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RIH with 5" DP from 138 m to 464 m of which, 3 stand from derrick and 15 singles P/U from cantilever.
dTimEnd: 2009-05-18T11:00:00+02:00
dTimStart: 2009-05-18T10:00:00+02:00
md: 464
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" BHA on 5" DP from 464 m to 627 m.    (652 m/ hr)
dTimEnd: 2009-05-18T11:15:00+02:00
dTimStart: 2009-05-18T11:00:00+02:00
md: 627
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Filled pipe and tested MWD at 627 m.  Test parameters: 1500 lpm/ 53 bar - 2000 lpm/ 85 bar, 30 RPM/ 1-3 kNm.
dTimEnd: 2009-05-18T12:00:00+02:00
dTimStart: 2009-05-18T11:15:00+02:00
md: 627
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Serviced TDS.
dTimEnd: 2009-05-18T12:30:00+02:00
dTimStart: 2009-05-18T12:00:00+02:00
md: 627
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" BHA on 5" DP from 627 m to 1808 m. Filled pipe every 600 m.  (787 m/ hr)
dTimEnd: 2009-05-18T14:00:00+02:00
dTimStart: 2009-05-18T12:30:00+02:00
md: 1808
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: TBT with focus on slip and cut. Slipped and cut drilling line. Calibrated block.
dTimEnd: 2009-05-18T16:00:00+02:00
dTimStart: 2009-05-18T14:00:00+02:00
md: 1808
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" BHA on 5" DP from 1808 m to 2174 m.    (732 m/ hr)
dTimEnd: 2009-05-18T16:30:00+02:00
dTimStart: 2009-05-18T16:00:00+02:00
md: 2174
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Changed handling equipment from 5" DP to 5 1/2" DP.
dTimEnd: 2009-05-18T16:45:00+02:00
dTimStart: 2009-05-18T16:30:00+02:00
md: 2174
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" BHA on 5" DP from 2174 m to 3305 m. Filled pipe every 600 m. (646 m/ hr)
dTimEnd: 2009-05-18T18:30:00+02:00
dTimStart: 2009-05-18T16:45:00+02:00
md: 3305
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Washed down in hole from 3305 m to 3394 m. Parameters: 1800 lpm/ 125 bar, 30 RPM/ 10-14 kNm. Took weight and tag top plug/ cement with 7 ton WOB at 3394 m.
dTimEnd: 2009-05-18T20:15:00+02:00
dTimStart: 2009-05-18T18:30:00+02:00
md: 3394
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled top plug/ cement from 3394 m to 3395 m. Parameters: 2000 lpm/ 150-170 bar. 30 RPM/ 11-16 kNm. WOB: 4-7 ton. ROP: 1-2 m/hr. Pulled back to 3385 m for chokedrill.
dTimEnd: 2009-05-18T21:00:00+02:00
dTimStart: 2009-05-18T20:15:00+02:00
md: 3395
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed choke drill with involved personnel at 3385 m.
dTimEnd: 2009-05-18T21:45:00+02:00
dTimStart: 2009-05-18T21:00:00+02:00
md: 3385
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH to 3395 m. Drilled top plug/ soft cement from 3394 m to 3401 m. Parameters on top plug: 1800 - 2000 lpm/ 120 -180 bar. RPM 50/ 11-16 kNm. WOB: 2-7 ton. ROP: 0,5 - 1m/ hr. Parameters on cement: 2000 lpm/ 150-160 bar. 40 RPM/ 11-14 kNm. WOB: 2-3 ton. ROP: 20 -25 m/hr.
dTimEnd: 2009-05-19T00:00:00+02:00
dTimStart: 2009-05-18T21:45:00+02:00
md: 3401
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: