Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-10-06T00:00:00+02:00 to 2008-10-07T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-10-07T00:00:00+02:00
dTimDiaHoleStart: 2008-10-05T20:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue RU external pumps and chicksan for frac job. Erect fwd PRS back in vertical position. Inject barite in 3 remaining compartments in fwd leg and starboard leg.
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Waited for equipment to arrive with supply boat. Westcon climbers installed ropes and equipment in derrick to be able to erect fwd PRS back in vertical position. RU external pumps and chicksan for frac job.
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waiting for Westcon climbers to install ropes and equipment in derrick to be able to put fwd PRS back in position. 

Meanwhile serviced TDS, cleared drill floor and performed general maintenance. Waited for supply boat to arrive with frac equipment.
dTimEnd: 2008-10-06T06:00:00+02:00
dTimStart: 2008-10-06T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waiting for Westcon equipment to be unloaded from supply boat to be able to work on fwd PRS. 

Meanwhile removed pipe handler and link tilt cylinder on TDS and performed general maintenance. Waited for supply boat to unload frac equipment.
dTimEnd: 2008-10-06T10:30:00+02:00
dTimStart: 2008-10-06T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waiting on helicopter operation before entering derrick with Westcon climbers.
dTimEnd: 2008-10-06T11:15:00+02:00
dTimStart: 2008-10-06T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Spotted Halliburton frac equipment in moonpool.
dTimEnd: 2008-10-06T11:45:00+02:00
dTimStart: 2008-10-06T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to RU for frac job on F-5. Checked frac equipment and made walkthrough with crew on spotting/rig up. Reviewed plans for rig-up.

Meanwhile Westcon climbers installed ropes and equipment in derrick to be able to put fwd PRS back in position.
dTimEnd: 2008-10-06T20:30:00+02:00
dTimStart: 2008-10-06T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RU 3" chicksan line in moonpool. 

Meanwhile Westcon climbers installed ropes and equipment in derrick to be able to put fwd PRS back in position.
dTimEnd: 2008-10-07T00:00:00+02:00
dTimStart: 2008-10-06T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: