Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-08T00:00:00+01:00 to 2013-12-09T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-09T00:00:00+01:00
dTimDiaHoleStart: 2013-12-08T02:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Nipple down diverter, slick joint and BOP. Run in and MU Claxton tool to NT-2 connector on High Pressure Drilling Riser. Disconnect riser tension system. Unlatch TIV back connector and prepare to pull high pressure drilling riser.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
mdStrengthForm: 3302
presTestType: formation integrity test
reportNo: 29
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: POOH with liner hanger running tool. Waited on cement. Attempted to perform line test to 345 bar, no success. Installed safe lock plug at 645 m and pressure tested same from above to 345 bar. Displaced riser to seawater. RIH with jet sub and wear bushing retrieving tool to 166 m.
tightWell: 0
tvd: 3212.3
tvdCsgLast: 3212
tvdStrengthForm: 2848
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-08T15:00:00+01:00
density: -999.99
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 45
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12.5
Pore pressure:
Survey stations:
Activities:
comments: Removed PS-21 from rotary and installed master bushing.
dTimEnd: 2013-12-08T00:30:00+01:00
dTimStart: 2013-12-08T00:00:00+01:00
md: 25
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with liner hanger running tool from 25 m and L/D same on deck.
dTimEnd: 2013-12-08T01:45:00+01:00
dTimStart: 2013-12-08T00:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2013-12-08T02:00:00+01:00
dTimStart: 2013-12-08T01:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U safe lock plug and RIH same to 613 m.
dTimEnd: 2013-12-08T04:30:00+01:00
dTimStart: 2013-12-08T02:00:00+01:00
md: 613
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Waited on cement.
Performed general rig service.
dTimEnd: 2013-12-08T06:00:00+01:00
dTimStart: 2013-12-08T04:30:00+01:00
md: 613
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited on cement.
Performed preventive maintenance on drill floor equipment.
dTimEnd: 2013-12-08T09:45:00+01:00
dTimStart: 2013-12-08T06:00:00+01:00
md: 613
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: De-isolated drill floor equipment and prepared to pressure test well.
dTimEnd: 2013-12-08T10:00:00+01:00
dTimStart: 2013-12-08T09:45:00+01:00
md: 613
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Spaces out and closed lower pipe ram with reduced closing pressure. Pulled tool joint up underneath pipe ram and returned to normal working pressure.
dTimEnd: 2013-12-08T10:15:00+01:00
dTimStart: 2013-12-08T10:00:00+01:00
md: 613
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Attempted to perform line test to 20/345 bar, no success due to leaking cement unit.
dTimEnd: 2013-12-08T10:45:00+01:00
dTimStart: 2013-12-08T10:15:00+01:00
md: 613
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Cementer repacking around piston. Test unit.
Isolated drill floor equipment. Performed PM on ironroughneck and TDS.
De-isolated drill floor equipment
dTimEnd: 2013-12-08T13:00:00+01:00
dTimStart: 2013-12-08T10:45:00+01:00
md: 613
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Perform line test to 20/345 bar. Attempted to pressure test well to 345 bar, no success. Pumped 2036 ltr received 1500 ltr. Leakage on 138 bar, 1,76 Sg leakoff.
dTimEnd: 2013-12-08T14:15:00+01:00
dTimStart: 2013-12-08T13:00:00+01:00
md: 613
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with safe lock plug from 613 m to 645 m. Established circulation with 1085 lpm, 25 bar. Washed area from 647 m to 643 m. 
Took up/down weight prior to set safe lock plug, 97/87 ton.
dTimEnd: 2013-12-08T15:00:00+01:00
dTimStart: 2013-12-08T14:15:00+01:00
md: 645
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Set safe lock plug as per Archer instruction. Element depth 645. Top stinger 642,44 m.
dTimEnd: 2013-12-08T16:00:00+01:00
dTimStart: 2013-12-08T15:00:00+01:00
md: 645
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Spaced out and closed lower pipe ram with reduced closing pressure. Pulled tool joint up underneath pipe ram and returned to normal working pressure.
dTimEnd: 2013-12-08T16:15:00+01:00
dTimStart: 2013-12-08T16:00:00+01:00
md: 641
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Lined up and pressure tested surface lines to 345 bar for 10 min. Pressure tested safe lock plug to 345 barfor 10 min against pipe rams.
dTimEnd: 2013-12-08T17:00:00+01:00
dTimStart: 2013-12-08T16:15:00+01:00
md: 641
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Opened pipe rams. Spotted 5 m3 hi-vis pill 4 m above safe lock plug.
dTimEnd: 2013-12-08T17:30:00+01:00
dTimStart: 2013-12-08T17:00:00+01:00
md: 641
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: POOH with safe lock running tool to 160 m.
dTimEnd: 2013-12-08T18:30:00+01:00
dTimStart: 2013-12-08T17:30:00+01:00
md: 160
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Cleaned and tidied drill floor. Prepared to displace riser from 160 m to surface.
dTimEnd: 2013-12-08T19:00:00+01:00
dTimStart: 2013-12-08T18:30:00+01:00
md: 160
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to displace riser to SW.
dTimEnd: 2013-12-08T19:15:00+01:00
dTimStart: 2013-12-08T19:00:00+01:00
md: 160
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Checked line up prior to displace riser to SW. Connected TDS to drill string.
dTimEnd: 2013-12-08T19:30:00+01:00
dTimStart: 2013-12-08T19:15:00+01:00
md: 160
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Established circulation with 2400 lpm, 108 bar. Heated up mud for 10 min.
dTimEnd: 2013-12-08T19:45:00+01:00
dTimStart: 2013-12-08T19:30:00+01:00
md: 160
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pumped 10 m3 soap pill and displaced riser to SW with 2400 lpm, 108 bar, 80 rpm, 1-5 kNm.
dTimEnd: 2013-12-08T20:45:00+01:00
dTimStart: 2013-12-08T19:45:00+01:00
md: 160
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Closed annular and flushed kill/choke lines with SW. Opened annular.
dTimEnd: 2013-12-08T21:15:00+01:00
dTimStart: 2013-12-08T20:45:00+01:00
md: 160
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: POOH with safe lock plug running tool from 160 m and L/D same.
dTimEnd: 2013-12-08T22:00:00+01:00
dTimStart: 2013-12-08T21:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2013-12-08T22:15:00+01:00
dTimStart: 2013-12-08T22:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to retrieve wear bushing.
dTimEnd: 2013-12-08T22:30:00+01:00
dTimStart: 2013-12-08T22:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U jet sub assy and wear bushing retrieving tool. RIH to 138 m.
dTimEnd: 2013-12-08T23:15:00+01:00
dTimStart: 2013-12-08T22:30:00+01:00
md: 138
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U TDS and jet wash wear bushing from 138 m to 141 m, 1500 lpm, 67 spm, 10 bar
dTimEnd: 2013-12-08T23:30:00+01:00
dTimStart: 2013-12-08T23:15:00+01:00
md: 138
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with jet wash assy and wear bushing retrieving tool from 138 m to 166 m.
dTimEnd: 2013-12-09T00:00:00+01:00
dTimStart: 2013-12-08T23:30:00+01:00
md: 166
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: