Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2015-10-26T00:00:00+01:00 to 2015-10-27T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-10-27T00:00:00+01:00
dTimDiaHoleStart: 2015-10-24T21:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run in hole to perform PLT/RST logging.
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Completed spotting equipment. Well handed over from production department. Rigged up wireline equipment.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to build lubricator and installed same in elevator connected to top drive. Built lower riser section and top lubricator.
Meanwhile production department started to close in well.
dTimEnd: 2015-10-26T02:00:00+01:00
dTimStart: 2015-10-26T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Spotted BOP in moonpool area. Connected GIH to top lubricator and treaded cable.
dTimEnd: 2015-10-26T03:30:00+01:00
dTimStart: 2015-10-26T02:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Hooked up airhose to line viper.
Meanwhile Altus megged cable and built cablehead.
dTimEnd: 2015-10-26T04:30:00+01:00
dTimStart: 2015-10-26T03:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Spooled out hoses for BOP, test pump and hoses for HMV & DHSV down to moonpool. 
Meanwhile Altus megged cablehead and function tested tractor.
dTimEnd: 2015-10-26T06:00:00+01:00
dTimStart: 2015-10-26T04:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Connected hoses to grease injection head.
dTimEnd: 2015-10-26T07:00:00+01:00
dTimStart: 2015-10-26T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Waited on production to complete shutting inn and inflow test well.
Meanwhile performed toolbox talk for changing hatch and rigging up. Altus and Schlumberger tested toolstring.
dTimEnd: 2015-10-26T11:00:00+01:00
dTimStart: 2015-10-26T07:00:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Received well from production department.
dTimEnd: 2015-10-26T11:30:00+01:00
dTimStart: 2015-10-26T11:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Changed well hatch with wireline hatch.
dTimEnd: 2015-10-26T12:30:00+01:00
dTimStart: 2015-10-26T11:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Disconnected top cap and landed lower riser and BOP. Hooked up hoses and function tested same.
Meanwhile Altus and Schlumberger completed string test.
dTimEnd: 2015-10-26T15:00:00+01:00
dTimStart: 2015-10-26T12:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Rigged up kill wing manifold, bleedoff hose and equalizing loop over to prod. wing.
dTimEnd: 2015-10-26T19:00:00+01:00
dTimStart: 2015-10-26T15:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Filled oil on pump for DHSV & HMV and prepared same, had some issue with air into system.
dTimEnd: 2015-10-26T20:30:00+01:00
dTimStart: 2015-10-26T19:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lined up via BOP for inflow test / Leak test of swab and kill wing manifold.
dTimEnd: 2015-10-26T22:00:00+01:00
dTimStart: 2015-10-26T20:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting for testing swab and Kill wing manifold.
dTimEnd: 2015-10-26T22:15:00+01:00
dTimStart: 2015-10-26T22:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Inflow tested / leak tested swab to 20/345 bar for 5/10 min according to program. Leak tested kill wing manifold and hoses to 20/345 bar for 5/10 min.
dTimEnd: 2015-10-27T00:00:00+01:00
dTimStart: 2015-10-26T22:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: