Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-12-20T00:00:00+01:00 to 2013-12-21T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-21T00:00:00+01:00
dTimDiaHoleStart: 2013-12-20T03:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: R/U WL equipment. P/U perforation gun, BHA#1. RIH with perforation gun, BHA#1.
hpht: 0
md: -999.99
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
sum24Hr: RIH and installed shallow plug at 633 m in well F-15D. N/D BOP and riser from well F-15D. Skidded cantilever from F-15 to F-1 slot.
tightWell: 0
tvdCsgLast: 3258.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-20T12:00:00+01:00
density: 1.03
md: -999.99
mudClass: other
presBopRating: 345
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: *** Note *** 
Operations on F-15 D

P/U 9 5/8" Archer Safelock plug and inspected same.
dTimEnd: 2013-12-20T03:45:00+01:00
dTimStart: 2013-12-20T03:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: RIH w/ Safelock plug on 5 1/2" DP from surface to 633 m.
dTimEnd: 2013-12-20T05:00:00+01:00
dTimStart: 2013-12-20T03:45:00+01:00
md: 633
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Established circulation and washed the setting area. Installed the 9 5/8"  Safelock plug at 633 m as per Archer instructions. 
Sheared ball valve and closed same. Applied 30 bar on string and opened ball valve, verified pressure drop.
dTimEnd: 2013-12-20T06:30:00+01:00
dTimStart: 2013-12-20T05:00:00+01:00
md: 633
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Lined up and leak tested the Safelock plug to 253 bar/ 10 min from below. Pumped 1897 ltr, bled back same volume.
Closed ball valve and released RT.
dTimEnd: 2013-12-20T07:15:00+01:00
dTimStart: 2013-12-20T06:30:00+01:00
md: 633
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Spotted 5 m3 Hivis pill above plug.
dTimEnd: 2013-12-20T07:45:00+01:00
dTimStart: 2013-12-20T07:15:00+01:00
md: 633
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH w/ Safelock RT on 5 1/2" DP from 633 m to surface.
dTimEnd: 2013-12-20T09:00:00+01:00
dTimStart: 2013-12-20T07:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: L/D Safelock plug RT as per Archer instructions.
dTimEnd: 2013-12-20T09:30:00+01:00
dTimStart: 2013-12-20T09:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for pressure testing plug from above.
dTimEnd: 2013-12-20T09:45:00+01:00
dTimStart: 2013-12-20T09:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lined up and pressure tested Safelock plug to 345 bar/ 10 min from above. Pumped 545 ltr, bled back same volume.

dTimEnd: 2013-12-20T10:15:00+01:00
dTimStart: 2013-12-20T09:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Flushed choke and kill lines. 
M/U DP stand to TDS and RIH, displaced riser and BOP to SW from 22 m to surface.
Drained BOP and riser.
dTimEnd: 2013-12-20T12:15:00+01:00
dTimStart: 2013-12-20T10:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled master bushings. Installed diverter bridle. 

Informed Production department at 12:45 hrs to shut in production as per SIMOPS procedure.
dTimEnd: 2013-12-20T13:00:00+01:00
dTimStart: 2013-12-20T12:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled diverter. Landed and secured same in setback area.
dTimEnd: 2013-12-20T13:30:00+01:00
dTimStart: 2013-12-20T13:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: N/D and pulled slick joint. Landed same in setback area.
dTimEnd: 2013-12-20T14:30:00+01:00
dTimStart: 2013-12-20T13:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed tension cylinders and N/D BOP. Moved BOP from well centre to test stump.
dTimEnd: 2013-12-20T15:45:00+01:00
dTimStart: 2013-12-20T14:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: N/D and pulled BOP HP riser joint. L/O same.

Informed Production department at 16:45 hrs about completed heavy lift operations according to SIMOPS procedure.
dTimEnd: 2013-12-20T17:00:00+01:00
dTimStart: 2013-12-20T15:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed split hatches and installed full hatch on F-15 slot.
dTimEnd: 2013-12-20T18:30:00+01:00
dTimStart: 2013-12-20T17:00:00+01:00
md: 0
phase: wire line
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Prepared cantilever and main deck for skidding.
dTimEnd: 2013-12-20T19:00:00+01:00
dTimStart: 2013-12-20T18:30:00+01:00
md: 0
phase: wire line
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Performed TBT with all involved personnel prior to skidding operation.
dTimEnd: 2013-12-20T19:30:00+01:00
dTimStart: 2013-12-20T19:00:00+01:00
md: 0
phase: wire line
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded cantilever from F-15 to F-1 slot.
dTimEnd: 2013-12-20T21:00:00+01:00
dTimStart: 2013-12-20T19:30:00+01:00
md: 0
phase: wire line
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Cleared and tidy up after skidding. Not able to install walkways to cantilever due to high wind and no crane weather. Build scaffolding to get access to moon pool from main deck.
Meanwhile performed TBT with all involved personnel prior to R/U WL on well F-1B.
dTimEnd: 2013-12-21T00:00:00+01:00
dTimStart: 2013-12-20T21:00:00+01:00
md: 0
phase: wire line
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
Lithology and shows: