Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-05-31T00:00:00+02:00 to 2009-06-01T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-06-01T00:00:00+02:00
dTimDiaHoleStart: 2009-05-19T17:00:00+02:00
diaHole: 8.5
distDrill: 47
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drill 8 1/2" hole from 4994 m MD to 5350 m MD. Perform Stethoscope sampling as required.
hpht: 0
md: 4958
mdCsgLast: 3441
mdDiaHoleStart: 3446
mdPlanned: -999.99
mdStrengthForm: 3439
presTestType: formation integrity test
reportNo: 56
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: RIH with 8 1/2" drilling BHA from 1400 m to 4393 m MD. Filled pipe every 600 m. Washed/reamed down from 4393 m to 4911 m MD. Drilled 8 1/2" hole from 4911 m to 4958 m MD. Repaired TDS link tilt cylinder. Drilled 8 1/2" hole from 4958 m to to 4994 m MD.
tightWell: 0
tvd: 2803
tvdCsgLast: 2654
tvdStrengthForm: 2654
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-05-31T21:00:00+02:00
density: 1.32
locationSample: Active pit
md: 4911
mudClass: oil based
presBopRating: 690
pv: 32
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
dTim: 2009-05-31T09:00:00+02:00
density: 1.32
locationSample: Active pit
md: 4911
mudClass: oil based
presBopRating: 690
pv: 32
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12.5
Pore pressure:
dTim: 2009-06-01T00:00:00+02:00
equivalentMudWeight: 1.08
md: 4994
readingKind: estimated
Survey stations:
azi: 129.21
dTim: 2009-06-01T00:00:00+02:00
incl: 64.3
md: 4936.1
tvd: 2793.2
Activities:
comments: Picked up and prepared Echosope/neutron for service. Installed RA-source in Echoscope.
dTimEnd: 2009-05-31T00:45:00+02:00
dTimStart: 2009-05-31T00:00:00+02:00
md: 42
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up and made up 5" HWDP single. Made up stand of jar/HWDP. Picked up and made up 2 x 5" HWDP singles. Made up stand of accelerator/HWDP. Installed totco ring on top of HWDP.
dTimEnd: 2009-05-31T02:00:00+02:00
dTimStart: 2009-05-31T00:45:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed master bushing. Installed auto slips in RT and hooked up hydraulics.
dTimEnd: 2009-05-31T02:30:00+02:00
dTimStart: 2009-05-31T02:00:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" drilling BHA on 5" DP from 138 m to 340 m MD.
dTimEnd: 2009-05-31T03:00:00+02:00
dTimStart: 2009-05-31T02:30:00+02:00
md: 340
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Picked up, made up and RIH with 3 x 5" DP to replace stand #6 .
dTimEnd: 2009-05-31T03:15:00+02:00
dTimStart: 2009-05-31T03:00:00+02:00
md: 381
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" drilling BHA on 5" DP from 381 m to 626 m MD.
dTimEnd: 2009-05-31T03:30:00+02:00
dTimStart: 2009-05-31T03:15:00+02:00
md: 626
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Made up x-over to drillstring. Made up TDS and filled string, confirmed returns.
dTimEnd: 2009-05-31T04:00:00+02:00
dTimStart: 2009-05-31T03:30:00+02:00
md: 626
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" drilling BHA on 5" DP from 626 m to 1237 m MD.
dTimEnd: 2009-05-31T05:15:00+02:00
dTimStart: 2009-05-31T04:00:00+02:00
md: 1237
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Made up x-over to drillstring. Made up TDS and filled string. Pumped at 2000 lpm / SPP 106 bar and confirmed MWD functional.
dTimEnd: 2009-05-31T05:45:00+02:00
dTimStart: 2009-05-31T05:15:00+02:00
md: 1237
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" drilling BHA on 5" DP frpm 1237 m to 1400 m MD.
dTimEnd: 2009-05-31T06:00:00+02:00
dTimStart: 2009-05-31T05:45:00+02:00
md: 1400
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" drilling BHA on 5" DP from 1400 m to 1808 m MD.
dTimEnd: 2009-05-31T06:45:00+02:00
dTimStart: 2009-05-31T06:00:00+02:00
md: 1808
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Made up TDS and filled pipe.
dTimEnd: 2009-05-31T07:00:00+02:00
dTimStart: 2009-05-31T06:45:00+02:00
md: 1808
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" drilling BHA on 5" DP from 1808 m to 2171 m MD.
dTimEnd: 2009-05-31T07:30:00+02:00
dTimStart: 2009-05-31T07:00:00+02:00
md: 2171
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Changed from 5" to 5 1/2" handling gear.
dTimEnd: 2009-05-31T07:45:00+02:00
dTimStart: 2009-05-31T07:30:00+02:00
md: 2171
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" drilling BHA on 5 1/2" DP from 2171m  to 2411 m MD.
dTimEnd: 2009-05-31T08:15:00+02:00
dTimStart: 2009-05-31T07:45:00+02:00
md: 2411
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Made up TDS and filled pipe.
dTimEnd: 2009-05-31T08:30:00+02:00
dTimStart: 2009-05-31T08:15:00+02:00
md: 2411
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" drilling BHA on 5 1/2" DP from 2411 m  to 2977 m MD.
dTimEnd: 2009-05-31T09:30:00+02:00
dTimStart: 2009-05-31T08:30:00+02:00
md: 2977
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Made up TDS and filled pipe.
dTimEnd: 2009-05-31T09:45:00+02:00
dTimStart: 2009-05-31T09:30:00+02:00
md: 2977
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" drilling BHA on 5 1/2" DP from 2977 m  to 3422 m MD.
dTimEnd: 2009-05-31T10:45:00+02:00
dTimStart: 2009-05-31T09:45:00+02:00
md: 3422
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Made up TDS and filled pipe.
dTimEnd: 2009-05-31T11:00:00+02:00
dTimStart: 2009-05-31T10:45:00+02:00
md: 3422
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" drilling BHA on 5 1/2" DP from 3422 m  to 3985 m MD.
dTimEnd: 2009-05-31T12:30:00+02:00
dTimStart: 2009-05-31T11:00:00+02:00
md: 3985
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Made up TDS and filled pipe.
dTimEnd: 2009-05-31T12:45:00+02:00
dTimStart: 2009-05-31T12:30:00+02:00
md: 3985
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" drilling BHA on 5 1/2" DP from 3985 m  to 4393 m MD.
dTimEnd: 2009-05-31T14:15:00+02:00
dTimStart: 2009-05-31T12:45:00+02:00
md: 4393
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" drilling BHA on 5 1/2" DP from 4393 m to 4877 m MD. Made up TDS on each stand run and reamed on way in. Parameters : Flow 1000 lpm / SPP 58-62 bar / 20 RPM / Torque ~15 kNm.
dTimEnd: 2009-05-31T19:15:00+02:00
dTimStart: 2009-05-31T14:15:00+02:00
md: 4877
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Established drilling parameters when comming down on stand from 4877 m to 4911 m MD. Downlinked PD Xceed for drilling. Parameters : Flow 2500 lpm / SPP 250 bar / 200 RPM / Torque 15-20 kNm / ECD 1,45-1,46 sg.
dTimEnd: 2009-05-31T20:15:00+02:00
dTimStart: 2009-05-31T19:15:00+02:00
md: 4911
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled 8 1/2" hole section fro 4911 m to 4935 m MD. Drilling parameters : Flow 2050-2500 lpm / SPP 179-247 bar / 200 RPM / Torque 18-22 kNm / ROP 12 m/hrs / ECD 1,44-1,45 sg. Investigated ECD dependency on rate : 1,450 @ 2433 lpm / 1,442 @ 2278 lpm / 1,432 @ 2058 lpm. Performed MWD surevey on connection. Obtained ESD value of 1,354.
dTimEnd: 2009-05-31T23:00:00+02:00
dTimStart: 2009-05-31T20:15:00+02:00
md: 4935
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drillied 8 1/2" hole section from 4935 m to 4958 m MD. Drilling parameters : Flow 2400 lpm / SPP ~250 bar / 200 RPM / Torque 21-23 kNm / ROP 25 m/hrs / ECD 1,45-1,46 sg. Observed severe oil leakage from one of the TDS link tilt cylinders.
dTimEnd: 2009-06-01T00:00:00+02:00
dTimStart: 2009-05-31T23:00:00+02:00
md: 4958
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows:
dTim: 2009-06-01T00:00:00+02:00
lithology: Limestone with minor claystone and sandy lenses
mdBottom: 4950
mdTop: 4911
tvdBottom: 2798
tvdTop: 2791