Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-23T00:00:00+02:00 to 2008-06-24T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-24T00:00:00+02:00
dTimDiaHoleStart: 2008-06-22T01:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 7" tubing from 1400 m MD to 2100 m MD. Install assy#6 FLX/ASV and assy#7 DHSV. Bypass and terminate control lines.
hpht: 0
md: 3750
mdCsgLast: 3695
mdDiaHoleStart: 3761
mdPlanned: -999.99
mdPlugTop: 3654
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 69
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Ran 7" tubing from 240 m to 1250 m MD. Installed assy#4 GLV. Ran 7" tubing from 1260 m to 1400 m MD.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Cleaned and air blasted check valve assembly and fittings to check for leaks. Observed no leaks - control line pressure steady on 25 bar - ok.
dTimEnd: 2008-06-23T01:00:00+02:00
dTimStart: 2008-06-23T00:00:00+02:00
md: 88
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Made up 7" tubing joint (#234). High and erratic thread torque. Backed out connection, cleaned threads and observed gaulling. Laid out joint #234. Refreshed box on joint #235. Picked up and made up next tubing joint - ok.
dTimEnd: 2008-06-23T02:30:00+02:00
dTimStart: 2008-06-23T01:00:00+02:00
md: 100
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Removed masterbushing. Installed and hooked up FMS. Had problems with HTS tailing arm.
dTimEnd: 2008-06-23T03:00:00+02:00
dTimStart: 2008-06-23T02:30:00+02:00
md: 100
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Troublehshot HTS tailing arm.
dTimEnd: 2008-06-23T04:00:00+02:00
dTimStart: 2008-06-23T03:00:00+02:00
md: 100
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Ran 7" 29# S13%Cr110 tubing from 100 m to 240 MD. Installed control line clamp/protector on every collar.
dTimEnd: 2008-06-23T06:00:00+02:00
dTimStart: 2008-06-23T04:00:00+02:00
md: 250
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7" 29# S13%Cr110 tubing from 240 m to 300 m MD. Installed control line clamp/protector on every collar.
dTimEnd: 2008-06-23T07:00:00+02:00
dTimStart: 2008-06-23T06:00:00+02:00
md: 300
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held toolbox/handover meeting. Checked and greased equipment.
dTimEnd: 2008-06-23T07:30:00+02:00
dTimStart: 2008-06-23T07:00:00+02:00
md: 300
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7" 29# S13%Cr110 tubing from 300 m to 785 m MD. Installed control line clamp/protector on every collar. Average running speed 54 m/hrs.
dTimEnd: 2008-06-23T16:30:00+02:00
dTimStart: 2008-06-23T07:30:00+02:00
md: 785
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7" 29# S13%Cr110 tubing from 785 m to 842 m MD. Installed control line clamp/protector on every collar. Tested combination of tubing tong die inserts with regards to marks/damage on tubing. Decided to run with standard die inserts below GLV. Average running speed 13 m /hrs (due to die trials),
dTimEnd: 2008-06-23T18:00:00+02:00
dTimStart: 2008-06-23T16:30:00+02:00
md: 842
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7" 29# S13%Cr110 tubing from 842 m to 1081 m MD. Installed control line clamp/protector on every collar. Average running speed 60 m/hrs.
dTimEnd: 2008-06-23T22:00:00+02:00
dTimStart: 2008-06-23T18:00:00+02:00
md: 1081
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Troubleshot HTS tailing arm.
dTimEnd: 2008-06-23T22:45:00+02:00
dTimStart: 2008-06-23T22:00:00+02:00
md: 1081
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Ran 7" 29# S13%Cr110 tubing from 1081 m to 1177 m MD. Installed control line clamp/protector on every collar. Average running speed 77 m/hrs.
dTimEnd: 2008-06-24T00:00:00+02:00
dTimStart: 2008-06-23T22:45:00+02:00
md: 1177
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: