Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-07-05T00:00:00+02:00 to 2013-07-06T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-06T00:00:00+02:00
dTimDiaHoleStart: 2013-07-04T20:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run BPV plug.
Nipple down BOP.
Install XMT.
hpht: 0
md: 4768.7
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 39
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Landed and tested hanger.
Sat production packer.
Retrieved EVO plug.
Pressure tested production packer from below.

tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-07-05T16:00:00+02:00
density: 1.32
locationSample: Reserve pit
md: 4770
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14
Pore pressure:
Survey stations:
Activities:
comments: Leak tested all penetrations / fittings to 35 / 450 bar - 5 / 10 minutes, ok
dTimEnd: 2013-07-05T01:15:00+02:00
dTimStart: 2013-07-05T00:00:00+02:00
md: 3075.7
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed C-plate and landed tubing in same.
Broke out handling tool.
Wrapped control and gauge lines 4 times around hanger neck.

dTimEnd: 2013-07-05T03:30:00+02:00
dTimStart: 2013-07-05T01:15:00+02:00
md: 3075.7
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Connected lines to ports in communication collar.
Picked up and connected tubing hanger RT to hanger with 8 LH turns.
Connected DHSV control lines and tested same to 520 bar / 10 minutes.
Connected tubing hanger RT control lines to GE reel.
Left 520 bar in DHSV control line.
dTimEnd: 2013-07-05T04:45:00+02:00
dTimStart: 2013-07-05T03:30:00+02:00
md: 3075.7
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up landing joints to string.
RIH with hanger and landed same on 7" landing string from 3075,7 m to 3098,20 m. 1,27 meter stick up.
Verified correct hanger land and seal integrity by testing to 70 bar - 5 min through ports on multi-bowl.
Engaged tubing hanger lock down ring.
Performed pull test to 15 Ton overpull, ok.

Meanwhile drained riser.
dTimEnd: 2013-07-05T07:30:00+02:00
dTimStart: 2013-07-05T04:45:00+02:00
md: 3098.2
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested liner hanger seal to 35 / 345 bar - 5 / 10 min.
Opened DHSV.
dTimEnd: 2013-07-05T08:00:00+02:00
dTimStart: 2013-07-05T07:30:00+02:00
md: 3098.2
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up swedge and cement hose, tested same to 345 bar - 10 min.

dTimEnd: 2013-07-05T10:00:00+02:00
dTimStart: 2013-07-05T08:00:00+02:00
md: 3098.2
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Dropped ball.
dTimEnd: 2013-07-05T10:15:00+02:00
dTimStart: 2013-07-05T10:00:00+02:00
md: 3098.2
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Circulated ball down with 3500 liter/min, 32 bar, pressure increased to 70 bar at landing.
Held 70 bar pressure for 5 min to check integrity.
dTimEnd: 2013-07-05T10:45:00+02:00
dTimStart: 2013-07-05T10:15:00+02:00
md: 3098.2
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Increased pressure to 345 bar and held same for 30 minutes to set packer.
Meanwhile observed vent line on annulus A.
Bled pressure down to 280 bar.
Closed DHSV
Bled pressure down to 210 bar and performed low pressure inflow test, 70 bar, 30 min.
Bled pressure down to 10 bar and performed high pressure inflow test, 280 bar, 10 min.
Bled pressure back to 0 bar and opened DHSV.


dTimEnd: 2013-07-05T14:15:00+02:00
dTimStart: 2013-07-05T10:45:00+02:00
md: 3098.2
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up and tested connection from cement unit to A annulus.
Performed pressure test of production packer though A annulus to 35 / 345 bar, 5 / 10 min.
dTimEnd: 2013-07-05T15:30:00+02:00
dTimStart: 2013-07-05T14:15:00+02:00
md: 3098.2
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to rig up wireline equipment.
Rigged up wireline sheaves and equipment.
Made up wireline tool string.
dTimEnd: 2013-07-05T16:45:00+02:00
dTimStart: 2013-07-05T15:30:00+02:00
md: 3098.2
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: RIH with wireline tool string and retrieved EVO plug.
While POOH observed stuck EVO plug inside DHG mandrel, jarred twice and continued to POOH to surface.
Laid out EVO plug and wireline tool string.
Rigged down wireline sheaves and equipment.
dTimEnd: 2013-07-05T22:30:00+02:00
dTimStart: 2013-07-05T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pressure tested line up from cement unit to drill floor to 355 bar -10 minutes.
Pressure tested production packer from below to 345 bar- 30 minutes.
dTimEnd: 2013-07-06T00:00:00+02:00
dTimStart: 2013-07-05T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: