Daily Drilling Report
Well: NO 15/9-F-15 A
Report period: 2008-12-25T00:00:00+01:00 to 2008-12-26T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-12-11T15:00:00+01:00
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-12-26T00:00:00+01:00
dTimDiaHoleStart: 2008-12-24T10:00:00+01:00
diaHole: 8.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue PU and RIH 1050 m of "new" 5 1/2" DP. RB  "new" 5 1/2" DP in derrick. PU and MU 8 1/2" BHA. RIH with 8 1/2" BHA to TD. 
hpht: 0
md: 2591
mdCsgLast: 2561.8
mdDiaHoleStart: 2591
mdPlanned: -999.99
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 15
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: POOH with 12 1/4" BHA from 189 m to OOH. PU and RIH with 856 m of "new" 5 1/2" DP.
tightWell: 0
tvd: 2442
tvdCsgLast: 2416.2
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2008-12-25T23:00:00+01:00
density: 1.25
locationSample: Active pit
md: 2593
mudClass: oil based
presBopRating: 0
pv: 15
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 6.5
dTim: 2008-12-25T03:30:00+01:00
density: 1.25
locationSample: Flowline
md: 2588
mudClass: oil based
presBopRating: 0
pv: 15
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 6
Pore pressure:
dTim: 2008-12-26T00:00:00+01:00
equivalentMudWeight: 1.1
md: 2591
readingKind: estimated
Survey stations:
Activities:
comments: Investigated problem with HTS belt. Re-sat encoder
dTimEnd: 2008-12-25T00:45:00+01:00
dTimStart: 2008-12-25T00:00:00+01:00
md: 1081
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH with 12 1/4" BHA from 1081 m to 189 m laying down 5 1/2" DP in singles.

Meanwhile performed gyro survey on connection while POOH. Performed rotational shots and gyro tool QC every 300 m.
dTimEnd: 2008-12-25T06:00:00+01:00
dTimStart: 2008-12-25T00:45:00+01:00
md: 189
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: POOH with 12 1/4" BHA from 189 m to 84 m laying down 5 1/2" DP in singles.

Meanwhile performed gyro survey on connection while POOH. Performed rotational shots and gyro tool QC every 300 m.
dTimEnd: 2008-12-25T07:00:00+01:00
dTimStart: 2008-12-25T06:00:00+01:00
md: 84
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Removed gyro tool from string.
dTimEnd: 2008-12-25T07:30:00+01:00
dTimStart: 2008-12-25T07:00:00+01:00
md: 84
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: MU and RB stnd of HWDP. Changed PS30 to master bushings.

Meanwhile plugged gyro to computer to check quality of data.
dTimEnd: 2008-12-25T08:00:00+01:00
dTimStart: 2008-12-25T07:30:00+01:00
md: 84
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: POOH and LO 12 1/4" BHA from 84 m to OOH. Cleaned rig floor prior to RIH with 5 1/2" DP.
dTimEnd: 2008-12-25T10:15:00+01:00
dTimStart: 2008-12-25T08:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH with 5 1/2" DP from surface to 1009 m.
dTimEnd: 2008-12-25T11:45:00+01:00
dTimStart: 2008-12-25T10:15:00+01:00
md: 1009
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH and LO 5 1/2" DP to deck from 1009 m to 968 m. Pumped 3.5 m3 1.45 sg slug. Continued to POOH and LO 5 1/2" DP to deck from 968 m to OOH.
dTimEnd: 2008-12-25T17:00:00+01:00
dTimStart: 2008-12-25T11:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor. Re-arranged collars and landing string in derrick. BX-elevator would not close and tilt at the same time.
dTimEnd: 2008-12-25T19:15:00+01:00
dTimStart: 2008-12-25T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Trouble shooted BX-elevator.
dTimEnd: 2008-12-26T00:00:00+01:00
dTimStart: 2008-12-25T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
Lithology and shows: