Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-13T00:00:00+02:00 to 2013-09-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-14T00:00:00+02:00
dTimDiaHoleStart: 2013-09-12T18:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pull high pressure drilling riser.
Prepare to run production riser.
Wait on weather.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 15
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Nippled down BOP and riser.
Rigged down tensioning cylinders and tension ring.
Rigged up to pull high pressure drilling riser.
Pulled BOP joint and stress joint out of hole and laid out same to deck.
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-13T20:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued nippling down BOP and placed back on carrier.
dTimEnd: 2013-09-13T01:30:00+02:00
dTimStart: 2013-09-13T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to rigging up to pull high pressure drilling riser.
dTimEnd: 2013-09-13T01:45:00+02:00
dTimStart: 2013-09-13T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Rigged up to pull high pressure drilling riser. Picked up and made up claxton tool to 5 1/2" drill pipe. Landed off claxton tool to NT-2 connector. Verified make up by applying 5MT overpull.
dTimEnd: 2013-09-13T07:00:00+02:00
dTimStart: 2013-09-13T01:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to rig down tensioning system.
dTimEnd: 2013-09-13T07:15:00+02:00
dTimStart: 2013-09-13T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Rigged down tension cylinders and tension ring. Rigged up sheaves for running guide wires.

Meanwhile: Prepared 24" elevator, C-plate and bails on rig floor.
dTimEnd: 2013-09-13T12:30:00+02:00
dTimStart: 2013-09-13T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran guide wire on tugger to seabed. ROV attached same.
dTimEnd: 2013-09-13T14:30:00+02:00
dTimStart: 2013-09-13T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran hot stab to seabed and installed same in tieback connector with ROV.
dTimEnd: 2013-09-13T15:00:00+02:00
dTimStart: 2013-09-13T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressured up hot stab connection to 3000 psi. Unlatched tieback connector and picked riser off wellhead.
dTimEnd: 2013-09-13T16:30:00+02:00
dTimStart: 2013-09-13T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Retrieved hotstab and reinstalled dummy stab.
dTimEnd: 2013-09-13T16:45:00+02:00
dTimStart: 2013-09-13T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up clear of wellhead and retrieved VX gasket with ROV. Installed debris cap on wellhead.
dTimEnd: 2013-09-13T17:15:00+02:00
dTimStart: 2013-09-13T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to pull out of hole with riser.
dTimEnd: 2013-09-13T17:30:00+02:00
dTimStart: 2013-09-13T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled up with tieback connector and high pressure drilling riser. Racked back 5 1/2" drill pipe stand. Removed crossover.
dTimEnd: 2013-09-13T18:15:00+02:00
dTimStart: 2013-09-13T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed master bushings and outer ring. Prepared to install riser spider and hydraulic hoses.
dTimEnd: 2013-09-13T19:00:00+02:00
dTimStart: 2013-09-13T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to install riser spider.
dTimEnd: 2013-09-13T19:15:00+02:00
dTimStart: 2013-09-13T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Installed riser spider and function tested same.
dTimEnd: 2013-09-13T20:15:00+02:00
dTimStart: 2013-09-13T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to pull high pressure drilling riser out of hole and lay out same to cantilever.
dTimEnd: 2013-09-13T20:30:00+02:00
dTimStart: 2013-09-13T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up BOP joint and closed spider dogs. Installed C-plate and side door elevator onto spider. Landed off BOP joint in side door elevator on top of spider.
dTimEnd: 2013-09-13T21:00:00+02:00
dTimStart: 2013-09-13T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected BOP joint. Laid out BOP joint and claxton tool to cantilever.
dTimEnd: 2013-09-13T22:15:00+02:00
dTimStart: 2013-09-13T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed BX-elevator and attached bails to side door elevator. Picked up tension joint and set in spider.
dTimEnd: 2013-09-13T23:15:00+02:00
dTimStart: 2013-09-13T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected tension joint and laid out same to cantilever.
dTimEnd: 2013-09-14T00:00:00+02:00
dTimStart: 2013-09-13T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: