Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-11T00:00:00+01:00 to 2009-02-12T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-12T00:00:00+01:00
dTimDiaHoleStart: 2009-02-11T07:45:00+01:00
diaHole: 8.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 2920
mdCsgLast: 2914.8
mdDiaHoleStart: 2920
mdPlanned: -999.99
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 24
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: None
tightWell: 0
tvd: 2748
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: PU and MU 8 1/2" BHA and RIH from surface to 42 m.
dTimEnd: 2009-02-11T10:15:00+01:00
dTimStart: 2009-02-11T07:45:00+01:00
md: 42
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to handling radioactive sources. Loaded radioactive source into Ecoscope.
dTimEnd: 2009-02-11T11:00:00+01:00
dTimStart: 2009-02-11T10:15:00+01:00
md: 42
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued to MU and RIH with 8 1/2" BHA and RIH from 42 m to 55 m.
dTimEnd: 2009-02-11T12:15:00+01:00
dTimStart: 2009-02-11T11:00:00+01:00
md: 55
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Re-arranged 8 1/2" DC in fingerboard to acess 5" HWDP and 6 3/4" jars.
dTimEnd: 2009-02-11T13:00:00+01:00
dTimStart: 2009-02-11T12:15:00+01:00
md: 55
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued to MU and RIH with 8 1/2" BHA and RIH from 55 m to 150 m.
dTimEnd: 2009-02-11T14:00:00+01:00
dTimStart: 2009-02-11T13:00:00+01:00
md: 150
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Installed and tested PS-21 automatic slips.
dTimEnd: 2009-02-11T14:30:00+01:00
dTimStart: 2009-02-11T14:00:00+01:00
md: 150
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" BHA on 5" DP from 150 m to 639 m. Tripping speed 391 m/hrs.

Meanwhile investigated VFD fault on drawworks.
dTimEnd: 2009-02-11T15:45:00+01:00
dTimStart: 2009-02-11T14:30:00+01:00
md: 639
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Tested that 7" swage FH was compatible with 5 1/2" Vam Eis. Ok. Installed drift sub and XO. Change slips inserts to 5 1/2".
dTimEnd: 2009-02-11T16:30:00+01:00
dTimStart: 2009-02-11T15:45:00+01:00
md: 639
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Installed XO on string and MU to TDS. Broke circulation and pumped 2000 lpm / 120 bar. Filled pipe and performed shallow test of MWD tools.
dTimEnd: 2009-02-11T18:00:00+01:00
dTimStart: 2009-02-11T16:30:00+01:00
md: 639
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Performed choke drill with both crews. Serviced TDS.
dTimEnd: 2009-02-11T19:15:00+01:00
dTimStart: 2009-02-11T18:00:00+01:00
md: 641
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" BHA on 5 1/2" DP from 641 m to 2816 m. Filled pipe every 15 stands. Tripping speed 669 m/hrs.
dTimEnd: 2009-02-11T22:30:00+01:00
dTimStart: 2009-02-11T19:15:00+01:00
md: 2816
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Broke circulation and washed down 8 1/2" BHA from 2818 m to 2881.8 m. Tagged cmt with 5 MT at 2881.8 m. Drilling parameters : 2000 lpm / SPP 168 bar / 30 RPM / torque 18-21 kNm. Up weight 175 mT / Down weight 136 mT / Rotational weight 152 mT.

Continued report on F-99 for change of tension cylinders.

dTimEnd: 2009-02-11T23:45:00+01:00
dTimStart: 2009-02-11T22:30:00+01:00
md: 2920
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: