Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-07-03T00:00:00+02:00 to 2013-07-04T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-04T00:00:00+02:00
dTimDiaHoleStart: 2013-06-30T14:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with completion string to TOL.
Pull back and install spaceout pups
Install tubing hanger.


hpht: 0
md: 4768.7
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 37
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: RIH with 7" tubing from 2035 m to 2612 m.
Picked up DHSV.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-07-03T16:00:00+02:00
density: 1.03
locationSample: Flowline
md: 4770
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
dTim: 2013-07-03T23:00:00+02:00
density: 1.32
locationSample: Reserve pit
md: 4770
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14
Pore pressure:
Survey stations:
Activities:
comments: RIH with 7" tubing from 2035 m to 2589 m 
Average running speed 4 joints/hr. 
Total rejected joints 7.
dTimEnd: 2013-07-03T11:15:00+02:00
dTimStart: 2013-07-03T00:00:00+02:00
md: 2589
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to run DHSV.
Installed sheave for DHSV control line in PRS.
Picked up and made up assembly #5 DHSV and made up same to string.
RIH with completion string from 2589 m to 2595 m.
Installed and terminated DHSV control lines.
Tested DHSV control lines to 520 bar, bled back 370 ml.
Tested DHSV control lines to 345 bar and maintained DHSV open while contiue to RIH from 2595 m to 2612 m.

dTimEnd: 2013-07-03T15:30:00+02:00
dTimStart: 2013-07-03T11:15:00+02:00
md: 2612
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: At 20,55 meter below rotary observed string taking 15 Ton weight.
Not able to enter centralizer on assembly #5 into 10 3/4" casing in multi-bowl.
Picked up string.
Attempted to run through multi-bowl, still observing string taking weight.
Pulled out to inspect DHSV assembly for contact marks, no marks observed.
Observed rig not proper alignet above well.
dTimEnd: 2013-07-03T19:00:00+02:00
dTimStart: 2013-07-03T15:30:00+02:00
md: 2612
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Prepared for skidding rig.
dTimEnd: 2013-07-04T00:00:00+02:00
dTimStart: 2013-07-03T19:00:00+02:00
md: 2612
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: