Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-01-26T00:00:00+01:00 to 2014-01-27T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-27T00:00:00+01:00
dTimDiaHoleStart: 2014-01-25T11:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pressure test EVO plug.
M/U toolstring for W/L run #2.
RIH and punch 7" tubing.
POOH and L/D toolstring.
Reverse circulate well to kill mud.
hpht: 0
md: 3147
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdPlugTop: 3147
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
sum24Hr: M/U toolstring run #1 (EVO plug).
RIH, correlated and set plug at 3147 m.
POOH and L/O toolstring.
Prepared wireline run #2.
Suspended operations on drillfloor and cantilever due to ice falling down. 
tightWell: 0
tvd: 2948
tvdCsgLast: 3258.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-01-26T20:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
dTim: 2014-01-26T12:00:00+01:00
density: 1.37
locationSample: Reserve pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 38
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8.5
Pore pressure:
Survey stations:
Activities:
comments: SLB built and tested W/L toolstring (main and backup) for setting EVO plug.
Lifted tools to rig floor.
dTimEnd: 2014-01-26T02:30:00+01:00
dTimStart: 2014-01-26T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for testing rig up and M/U toolstring.
dTimEnd: 2014-01-26T02:45:00+01:00
dTimStart: 2014-01-26T02:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: M/U dummy toolstring and installed lubricator.
dTimEnd: 2014-01-26T03:30:00+01:00
dTimStart: 2014-01-26T02:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Filled riser with 40% MEG and 60% water using production MEG manifold.
Meanwhile lined up cement unit via KWV. Performed line test to 20/345 bar for 5/10 min. Installed bleed line to closed drain.
dTimEnd: 2014-01-26T04:30:00+01:00
dTimStart: 2014-01-26T03:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Pressure tested wireline rig up to 20/345 bar 5/10 min.
M/U BHA for run #1 (EVO plug)
dTimEnd: 2014-01-26T05:00:00+01:00
dTimStart: 2014-01-26T04:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Drained lubricator using N2. B/O QTS and L/O dummy toolstring.
M/U toolstring for run #1 (EVO plug). M/U QTS.
dTimEnd: 2014-01-26T07:00:00+01:00
dTimStart: 2014-01-26T05:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Performed TBT with day shift for W/L run #1.
dTimEnd: 2014-01-26T07:15:00+01:00
dTimStart: 2014-01-26T07:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Leak tested QTS to 20/345 bar 5/10 min.
dTimEnd: 2014-01-26T08:15:00+01:00
dTimStart: 2014-01-26T07:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Opened HMV and MMV - bled off pressure to 33 bar.
dTimEnd: 2014-01-26T09:00:00+01:00
dTimStart: 2014-01-26T08:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Equalized pressure over DHSV using cement unit, 100 bar - open DHSV.
Opened SV.
dTimEnd: 2014-01-26T10:00:00+01:00
dTimStart: 2014-01-26T09:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: RIH w/ run #1 (EVO plug), 5,72" OD plug from surface to 3290 m.
dTimEnd: 2014-01-26T13:15:00+01:00
dTimStart: 2014-01-26T10:00:00+01:00
md: 3290
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Correlated BHA across interval. Set plug at 3147 m.
dTimEnd: 2014-01-26T15:00:00+01:00
dTimStart: 2014-01-26T13:15:00+01:00
md: 3147
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: POOH from 3147 m to surface. Average pulling speed 21 m/min.
dTimEnd: 2014-01-26T17:30:00+01:00
dTimStart: 2014-01-26T15:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Closed in well as per procedure. Bled off pressure in riser to closed drain, bled down from 87 bar. 
Purged riser with N2.
dTimEnd: 2014-01-26T18:45:00+01:00
dTimStart: 2014-01-26T17:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Inflow tested SV and HMV.
dTimEnd: 2014-01-26T20:00:00+01:00
dTimStart: 2014-01-26T18:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Performed TBT prior to laying out toolstring.
dTimEnd: 2014-01-26T20:15:00+01:00
dTimStart: 2014-01-26T20:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Broke lubricator. L/D BHA on deck.
dTimEnd: 2014-01-26T21:30:00+01:00
dTimStart: 2014-01-26T20:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Prepared for W/L run #2 (tubing punch). SLB built cable head and tested toolstring.

Meanwhile lined up to test plug with cement unit. Equalized tree cross. Opened HMV. 
Equalized DHSV with 100 bar, no indication seen. Increased pressure to 200 bar and confirmed DHSV open by volume control.
dTimEnd: 2014-01-26T22:30:00+01:00
dTimStart: 2014-01-26T21:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Prepared for W/L run #2 (tubing punch). SLB built cable head and tested toolstring.

Meanwhile bled down pressure from 200 bar to 60 bar using closed drain for low pressure test.
dTimEnd: 2014-01-26T23:45:00+01:00
dTimStart: 2014-01-26T22:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Suspended operations on drill floor and cantilever due to ice falling down.

Meanwhile continued pressure bled down for low pressure test.
dTimEnd: 2014-01-27T00:00:00+01:00
dTimStart: 2014-01-26T23:45:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: