Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2016-04-23T00:00:00+02:00 to 2016-04-24T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-04-24T00:00:00+02:00
dTimDiaHoleStart: 2016-04-20T06:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue packing for demobilization. 
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 9
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Correlated and set straddle. POOH. L/D BHA and R/D WL equipment. 
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued RIH from 2050 mMD to HUD at 2830 mMD. Performed PU every 500 m.

Depth (m)           PUW (lbs)
500                     3000
1000                   3530
1500                   4500   
2000                   5200
2500                   6200
dTimEnd: 2016-04-23T00:35:00+02:00
dTimStart: 2016-04-23T00:00:00+02:00
md: 2830
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH with tractor activated from 2830 m to 3490 mMD. Average running speed 9 m/min.
dTimEnd: 2016-04-23T02:10:00+02:00
dTimStart: 2016-04-23T00:35:00+02:00
md: 3490
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Correlated multiple times across interval 3525 - 3470 mMD. Experience stick-slip and high tension (pulled maximum 9500 lbs), which affected logging quality.
dTimEnd: 2016-04-23T04:45:00+02:00
dTimStart: 2016-04-23T02:10:00+02:00
md: 3515
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Positioned straddle with top element at 3474.5 mMD. Verified depth with Petec and picked up 1.5 m to 3473 mMD to have straddle elements symmetrical over perforations.
dTimEnd: 2016-04-23T05:05:00+02:00
dTimStart: 2016-04-23T04:45:00+02:00
md: 3485.7
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Set straddle across interval 3473.0 - 3483.5 mMD. Lost appr. 3400 lbs on surface tension, head tension dropped 1000 lbs. Completed setting sequence and tagged straddle with tractor to verify set. WHP 77 bar.
dTimEnd: 2016-04-23T05:35:00+02:00
dTimStart: 2016-04-23T05:05:00+02:00
md: 3484.2
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH from 3484mMD to surface. Average pulling speed 30 m/min.
dTimEnd: 2016-04-23T07:40:00+02:00
dTimStart: 2016-04-23T05:35:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed and inflow tested HMV and SV. WHP 80 bar.
dTimEnd: 2016-04-23T09:00:00+02:00
dTimStart: 2016-04-23T07:40:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed DHSV and bled of pressure above through PWV.
dTimEnd: 2016-04-23T10:00:00+02:00
dTimStart: 2016-04-23T09:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Inflow tested DHSV to 0.01 bar / 30 min .
dTimEnd: 2016-04-23T11:45:00+02:00
dTimStart: 2016-04-23T10:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Closed HMV and purged lubricator through XT-cross with N2.
dTimEnd: 2016-04-23T12:15:00+02:00
dTimStart: 2016-04-23T11:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed tool-box talk prior to L/D BHA on drillfloor.
dTimEnd: 2016-04-23T12:35:00+02:00
dTimStart: 2016-04-23T12:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Broke lubricator. L/D BHA on drillfloor.
dTimEnd: 2016-04-23T13:10:00+02:00
dTimStart: 2016-04-23T12:35:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: L/D upper lubricator section and GIH to catwalk.
dTimEnd: 2016-04-23T13:40:00+02:00
dTimStart: 2016-04-23T13:10:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed tool-box talk prior to lifting riser of well.
dTimEnd: 2016-04-23T13:45:00+02:00
dTimStart: 2016-04-23T13:40:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Disconnected and lifted lower lubricator section above WL BOP to drillfloor. Lifted WL BOP from hatchdeck to PCE container. Lifted riser to cantilever deck.
dTimEnd: 2016-04-23T14:40:00+02:00
dTimStart: 2016-04-23T13:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Installed top cap and KW cap. Rewound all BOP and PCE hoses.
Installed permanent hatch.
dTimEnd: 2016-04-23T16:15:00+02:00
dTimStart: 2016-04-23T14:40:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Leak tested top cap and KW cap to 20/345 bar for 5/10 min. 
Meanwhile: Split lubricator on drillfloor.
dTimEnd: 2016-04-23T17:45:00+02:00
dTimStart: 2016-04-23T16:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Checked valve status with production operator and cleaned wellhead area. Prepared handover documention and handed well back to production dep.
dTimEnd: 2016-04-23T18:45:00+02:00
dTimStart: 2016-04-23T17:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Packed equipment and prepared for backload.
dTimEnd: 2016-04-24T00:00:00+02:00
dTimStart: 2016-04-23T18:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: