Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2015-10-25T00:00:00+02:00 to 2015-10-26T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-10-26T00:00:00+01:00
dTimDiaHoleStart: 2015-10-24T21:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Recieve well from production. Rig up WL equipment.
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Spotted wireline equipment and hooked up same. Leak and function tested BOP. Started to build lubricator sections and GIH. 
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to lift containers from vessel.
dTimEnd: 2015-10-25T03:00:00+01:00
dTimStart: 2015-10-25T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Spotted equipment on pipedeck according to spotting plan. Started to hook up units to power.
Meanwhile spotted containers on drill floor.
dTimEnd: 2015-10-25T06:00:00+01:00
dTimStart: 2015-10-25T03:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Prepared cables for hookup of the general surface equipment.
dTimEnd: 2015-10-25T07:30:00+01:00
dTimStart: 2015-10-25T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held platform general alarm exercise with all crew.
dTimEnd: 2015-10-25T08:00:00+01:00
dTimStart: 2015-10-25T07:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Rigged up general surface equipment; WL winch and add on, Altus and Schlumberger logging units, working containers etc. Built scaffolding around units.
dTimEnd: 2015-10-25T16:00:00+01:00
dTimStart: 2015-10-25T08:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Leak tested BOP to 20/345 bar for 5/10 min on stump.
dTimEnd: 2015-10-25T18:00:00+01:00
dTimStart: 2015-10-25T16:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Function tested BOP rams from winch panel.
dTimEnd: 2015-10-25T20:00:00+01:00
dTimStart: 2015-10-25T18:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Finalized WL winch and function tested same.
dTimEnd: 2015-10-25T20:30:00+01:00
dTimStart: 2015-10-25T20:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lifted riser pieces to drill floor prior to start building lower riser section and lubricator. Lifted grease injection head, GIH, and prepared same.
Meanwhile Altus and Schlumberger started to prepare BHA for testing.
dTimEnd: 2015-10-25T22:00:00+01:00
dTimStart: 2015-10-25T20:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Built lubricator horizontally using tugger and catwalk.
Meanwhile built GIH.
dTimEnd: 2015-10-26T00:00:00+01:00
dTimStart: 2015-10-25T22:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: