Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-03T00:00:00+02:00 to 2008-06-04T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-04T00:00:00+02:00
dTimDiaHoleStart: 2008-05-29T22:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: NU BOP and Diverter. Pressure test. Slip and cut drill line. RIH and clean subsea wellhead.  Displace riser to treated seawater. R/U to run 10 3/4" tie back string. Run in with subsea tieback connector on 10-3/4" casing and 10 3/4 surface hanger with DQ pre made adjustment sub.
hpht: 0
md: 2788
mdCsgLast: 2783.5
mdDiaHoleStart: 2788
mdPlanned: -999.99
mdStrengthForm: 2284
presTestType: leak off test
reportNo: 49
ropCurrent: -999.99
strengthForm: 1.67
sum24Hr: Cut the PR and bevelled same. Installed the Multibowl and valves. Installed BOP riser jnt. Built scaffolding to get access to BOP riser jnt connection. Changed wash pipe.
tightWell: 0
tvd: 2728.4
tvdCsgLast: 2728.3
tvdStrengthForm: 2281
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-03T21:00:00+02:00
density: 1.31
locationSample: Active pit
md: 2788
mudClass: oil based
presBopRating: 690
pv: -999.99
type: OBM-Standard
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-06-04T00:00:00+02:00
equivalentMudWeight: 1.03
md: 2788
readingKind: measured
Survey stations:
Activities:
comments: Continued installing tension cylinders in WH module. Installed protector guide on tensioner deck.

Meanwhile bolted up hatches F-13 and F-15 on weather deck.

dTimEnd: 2008-06-03T02:45:00+02:00
dTimStart: 2008-06-03T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Checked level and opened valves on nitrogen system. Transfered weight from TDS to tensioner system.  Had 90 bar on all cylinders and 70.5 mT on TDS (neutral) when operation was finished.
dTimEnd: 2008-06-03T03:45:00+02:00
dTimStart: 2008-06-03T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Measured cutting hight on PR to 1414 mm above tensioner deck and marked riser. Verified measurement B on machined tectyl coated area. Adjusted weight in TDS to 72,3 mT. RU and leveled cutting tool. Installed auto-feed system.
dTimEnd: 2008-06-03T04:45:00+02:00
dTimStart: 2008-06-03T03:45:00+02:00
md: 21
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Started cutting PR production riser using auto-feed and 8-12 rpm.
dTimEnd: 2008-06-03T06:00:00+02:00
dTimStart: 2008-06-03T04:45:00+02:00
md: 21
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Completed cutting the PR. Pulled out landing string with top part of Tension Joint. Broke connection between DP and Handling Tool. L/D Top part of Tension Joint.

dTimEnd: 2008-06-03T07:00:00+02:00
dTimStart: 2008-06-03T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed Inflatable Ball inside PR, as a debris barrier for metal swarf during bevelling. Bevelled the PR. 

Simultaneously worked on the BOP.

dTimEnd: 2008-06-03T10:30:00+02:00
dTimStart: 2008-06-03T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Retrieved the cutting gear to the rig floor and rigged down same.

dTimEnd: 2008-06-03T11:00:00+02:00
dTimStart: 2008-06-03T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and rigged down the 5½" handling equipment, slings and the Spider. Moved the Spider out from the rig floor.

dTimEnd: 2008-06-03T13:00:00+02:00
dTimStart: 2008-06-03T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed outer ring and master bushing and rigged up 5½" handling equipment.

dTimEnd: 2008-06-03T13:30:00+02:00
dTimStart: 2008-06-03T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and broke out the riser RT and LO same.

dTimEnd: 2008-06-03T14:30:00+02:00
dTimStart: 2008-06-03T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to install the Multibowl. Had production to shut down the water inject. on F4.

dTimEnd: 2008-06-03T14:45:00+02:00
dTimStart: 2008-06-03T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U the Multibowl and ran in and installed same as per Vetco procedure.
Pressure tested to 35 bar to ensure BT seals intack. Energized plastic in upper and lower BT seals, and pressure tested same to 3000 psi (207 bar) 10 min.

dTimEnd: 2008-06-03T18:00:00+02:00
dTimStart: 2008-06-03T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Retrieved the Multibowl RT and LO same.

dTimEnd: 2008-06-03T18:30:00+02:00
dTimStart: 2008-06-03T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed valves on the Multibowl.
dTimEnd: 2008-06-03T19:00:00+02:00
dTimStart: 2008-06-03T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held time out for safety.

dTimEnd: 2008-06-03T19:45:00+02:00
dTimStart: 2008-06-03T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared for running BOP riser jnt. and picked up same. Build scaffolding around the Multibowl.

dTimEnd: 2008-06-03T21:45:00+02:00
dTimStart: 2008-06-03T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran in and installed the BOP riser jnt. and torqued up same. PU 2.5 tons to ensure locking segment were locked.

dTimEnd: 2008-06-03T23:00:00+02:00
dTimStart: 2008-06-03T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Retrieved slings for running BOP riser jnt. Installed outer ring and master bushing. Installed hatch cover. Started water injection on F4 at 23:55 hours.

dTimEnd: 2008-06-04T00:00:00+02:00
dTimStart: 2008-06-03T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: