Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-19T00:00:00+02:00 to 2013-06-20T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-06-20T00:00:00+02:00
dTimDiaHoleStart: 2013-06-16T13:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pull out of hole with cleanout assembly on 5 1/2" drill pipe.
Rack 3 1/2" drill pipe in derrick.
Displace riser to seawater.
Install safelock plug, retrieve wearbushing and install lockdown sub.
hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 23
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Ran in hole with cleanout assembly from 2834m MD to 4694m MD.
Washed and polished PBR.
Performed inflow test from 94 bar to 4 bar in steps of 30 bar.
Displaced well to 1.03 sg brine.

tightWell: 0
tvd: 3258
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-06-19T12:00:00+02:00
density: 1.32
locationSample: Flowline
md: 4770
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 13.5
dTim: 2013-06-19T22:00:00+02:00
density: 1.03
locationSample: Active pit
md: 4767
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Ran in hole with cleanout assembly from 2834m MD to 3977m MD.
dTimEnd: 2013-06-19T03:30:00+02:00
dTimStart: 2013-06-19T00:00:00+02:00
md: 3977
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up and made up 10 3/4" scraper.
dTimEnd: 2013-06-19T04:00:00+02:00
dTimStart: 2013-06-19T03:30:00+02:00
md: 3977
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Ran in hole with cleanout assembly from 3977m MD to 4650m MD.
dTimEnd: 2013-06-19T05:15:00+02:00
dTimStart: 2013-06-19T04:00:00+02:00
md: 4650
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Broke circulation with 500 lpm and 77 bar. Took up and down weights. Washed down stand from 4650m MD to 4689m MD with 500 lpm and 77 bar (9 5/8" scraper at 3080m MD. Scraped area from 3080m MD to 3066m MD with 500 lpm, 75 bar, 40 rpm and 14 kNm.
dTimEnd: 2013-06-19T06:00:00+02:00
dTimStart: 2013-06-19T05:15:00+02:00
md: 4650
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Washed down stand from 4689m MD to 4694m MD with 500 lpm and 76 bar. Tagged top of PBR at 3094m MD with 2MT. Picked up and established rotation at 30rpm. Washed and polished PBR.
dTimEnd: 2013-06-19T07:30:00+02:00
dTimStart: 2013-06-19T06:00:00+02:00
md: 4694
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Circulated 3 x liner volume at 1300 lpm and 300 bar.
dTimEnd: 2013-06-19T08:15:00+02:00
dTimStart: 2013-06-19T07:30:00+02:00
md: 4694
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Set down weight at PBR with 16MT. Observed shearing of MFCTC.
dTimEnd: 2013-06-19T08:30:00+02:00
dTimStart: 2013-06-19T08:15:00+02:00
md: 4694
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Circulated 3 x bottoms up through MFCTC valve with 3800 lpm, 292 bar, 80 rpm and 7-16 kNm.
dTimEnd: 2013-06-19T09:45:00+02:00
dTimStart: 2013-06-19T08:30:00+02:00
md: 4694
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up drillstring from 4694m MD to 4687m MD and activated well commissioner and verified MFCTC in closed position.
dTimEnd: 2013-06-19T10:30:00+02:00
dTimStart: 2013-06-19T09:45:00+02:00
md: 4687
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Closed pipe ram and lined up to pressure test annulus through kill line. Pressure tested annulus to 70 bar - ok.
dTimEnd: 2013-06-19T11:00:00+02:00
dTimStart: 2013-06-19T10:30:00+02:00
md: 4687
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Cycled MFCTC tool to locked closed position by setting down 19MT on PBR.
dTimEnd: 2013-06-19T12:00:00+02:00
dTimStart: 2013-06-19T11:00:00+02:00
md: 4687
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Transfered mud from sandtraps to mud pits - emptied trip tanks.
dTimEnd: 2013-06-19T12:45:00+02:00
dTimStart: 2013-06-19T12:00:00+02:00
md: 4687
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Flushed surface lines with base oil.
dTimEnd: 2013-06-19T14:15:00+02:00
dTimStart: 2013-06-19T12:45:00+02:00
md: 4687
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Perform prejob meeting prior to displace drill string to base oil.
dTimEnd: 2013-06-19T14:30:00+02:00
dTimStart: 2013-06-19T14:15:00+02:00
md: 4687
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Displaced drill string to base oil at 300-1000 lpm and 90-160 bar.
dTimEnd: 2013-06-19T17:15:00+02:00
dTimStart: 2013-06-19T14:30:00+02:00
md: 4687
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Monitored pressure and well on trip tank. Confirmed well stable with drillpipe pressure 94 bar.
dTimEnd: 2013-06-19T17:45:00+02:00
dTimStart: 2013-06-19T17:15:00+02:00
md: 4687
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Activated well commissioner packer by setting down 18MT weight on PBR.
dTimEnd: 2013-06-19T18:15:00+02:00
dTimStart: 2013-06-19T17:45:00+02:00
md: 4687
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to start inflow test.
dTimEnd: 2013-06-19T18:30:00+02:00
dTimStart: 2013-06-19T18:15:00+02:00
md: 4687
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed inflow test in steps of 30 bar from 94 bar to 4 bar. Held 4 bar for 30 minutes. Pressure increased 0.8 bar in 30 minutes - ok.
dTimEnd: 2013-06-19T20:15:00+02:00
dTimStart: 2013-06-19T18:30:00+02:00
md: 4687
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pumped down base oil to 90 bar from cement unit to equalize differential pressure on well commissioner packer.
dTimEnd: 2013-06-19T20:45:00+02:00
dTimStart: 2013-06-19T20:15:00+02:00
md: 4687
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Deactivated well commissioner packer. Pulled polish mill out of PBR while rotating with 10 rpm.
dTimEnd: 2013-06-19T21:00:00+02:00
dTimStart: 2013-06-19T20:45:00+02:00
md: 4687
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Isolated cement unit and bled of pressure. Bled back 8m3 base oil to trip tank.
dTimEnd: 2013-06-19T21:30:00+02:00
dTimStart: 2013-06-19T21:00:00+02:00
md: 4687
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to start displacement to 1.03 sg brine.
dTimEnd: 2013-06-19T21:45:00+02:00
dTimStart: 2013-06-19T21:30:00+02:00
md: 4687
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Displaced well through bit to 1.03 sg brine with 1000-2000 lpm and 118-235 bar.
dTimEnd: 2013-06-20T00:00:00+02:00
dTimStart: 2013-06-19T21:45:00+02:00
md: 4687
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: