Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-12-23T00:00:00+01:00 to 2013-12-24T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-24T00:00:00+01:00
dTimDiaHoleStart: 2013-12-20T03:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with BHA#3, 4.72" OD P3 guns. L/D BHA#3. P/U BHA#4, 4.72" OD P3 guns. RIH and perforate with P3 guns between 3288-3294 m MD and 3245-3251 m MD. POOH. L/D BHA#4. R/D WL.
hpht: 0
md: -999.99
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 4
ropCurrent: -999.99
sum24Hr: P/U BHA#2, 4.72" OD guns and installed same in lubricator. RIH and tagged HUD at 3300 m. Correlated and perforated between 3288-3294 m and 3245-3251 m. POOH. L/D BHA#2, 4.72" OD guns on drill floor, found fine sand in recesses on BHA. Rebuild cable head. P/U BHA#3, 4.72" OD P3 guns and installed same in lubricator. RIH and tagged HUD at 3300 m. Correlated and perforated P3 guns between 3264-3276 m.
tightWell: 0
tvdCsgLast: 3258.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-23T12:00:00+01:00
density: 1.03
md: -999.99
mudClass: other
presBopRating: 345
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Checked cable head and prepared BHA#2 4.72" OD guns.
dTimEnd: 2013-12-23T03:15:00+01:00
dTimStart: 2013-12-23T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed TBT and well controll drill prior to P/U and install BHA#2, 4.72" OD guns into lubricator.
dTimEnd: 2013-12-23T03:45:00+01:00
dTimStart: 2013-12-23T03:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: P/U BHA#2, 4.72" OD guns and installed same in lubricator.
dTimEnd: 2013-12-23T04:40:00+01:00
dTimStart: 2013-12-23T03:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Leak tested QTS to 20/200 bar for 5/10 min. Checked valve status on WL rig-up, well and pump units. Opened well, WHP 86,5 bar.
dTimEnd: 2013-12-23T05:00:00+01:00
dTimStart: 2013-12-23T04:40:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ BHA#2, 4,72" OD guns from 0 m to 530 m MD RKB.
dTimEnd: 2013-12-23T05:45:00+01:00
dTimStart: 2013-12-23T05:00:00+01:00
md: 530
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Powered up logging unit.
dTimEnd: 2013-12-23T06:25:00+01:00
dTimStart: 2013-12-23T05:45:00+01:00
md: 530
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ BHA#2, 4,72" OD guns from 530 m to 3300 m MD RKB. Could not pass 3300 m MD RKB.
dTimEnd: 2013-12-23T08:50:00+01:00
dTimStart: 2013-12-23T06:25:00+01:00
md: 3300
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Correlated and positioned guns at firing depth. Perforated between 3288-3294 m MD RKB. WHP dropped from 86 to 85,8 bar. Observed drop in HW. Correlated while POOH and positioned guns at firing depth. Perforated between 3245-3251 m MD RKB. WHP increased from 85,8 to 86,5 bar.
dTimEnd: 2013-12-23T09:40:00+01:00
dTimStart: 2013-12-23T08:50:00+01:00
md: 3251
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH from 3251m to 500 m MD RKB.
dTimEnd: 2013-12-23T10:50:00+01:00
dTimStart: 2013-12-23T09:40:00+01:00
md: 500
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Powered down logging unit.
dTimEnd: 2013-12-23T11:05:00+01:00
dTimStart: 2013-12-23T10:50:00+01:00
md: 500
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 500 m MD RKB to surface.
dTimEnd: 2013-12-23T11:25:00+01:00
dTimStart: 2013-12-23T11:05:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: OOH. WHP 87 bar. Closed swab valve and HMV and inflow tested same. Flushed lubricator with nitrogen.
dTimEnd: 2013-12-23T13:35:00+01:00
dTimStart: 2013-12-23T11:25:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed TBT prior to L/D BHA#2, 4.72" OD guns on drill floor.
dTimEnd: 2013-12-23T13:55:00+01:00
dTimStart: 2013-12-23T13:35:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: L/D BHA#2 4,72" OD guns on drill floor and inspected same. All shots fired. Found fine sand in recesses on BHA.
dTimEnd: 2013-12-23T15:00:00+01:00
dTimStart: 2013-12-23T13:55:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Rebuilt cable head.
dTimEnd: 2013-12-23T17:30:00+01:00
dTimStart: 2013-12-23T15:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed TBT prior to P/U and install BHA#3, 4.72" OD P3 guns into lubricator.
dTimEnd: 2013-12-23T17:40:00+01:00
dTimStart: 2013-12-23T17:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: P/U BHA#3, 4.72" OD P3 guns and installed same in lubricator.
dTimEnd: 2013-12-23T18:30:00+01:00
dTimStart: 2013-12-23T17:40:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Leak tested QTS to 20/200 bar for 5/10 min. Checked valve status on WL rig-up, well and pump units. Opened well, WHP 89,5 bar.
dTimEnd: 2013-12-23T19:45:00+01:00
dTimStart: 2013-12-23T18:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ BHA#3, 4,72" OD P3 guns from 0 m to 530 m MD RKB.
dTimEnd: 2013-12-23T20:10:00+01:00
dTimStart: 2013-12-23T19:45:00+01:00
md: 530
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Powered up logging unit.
dTimEnd: 2013-12-23T20:25:00+01:00
dTimStart: 2013-12-23T20:10:00+01:00
md: 530
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ BHA#3, 4,72" OD P3 guns from 530 m to 3270 m MD RKB.
dTimEnd: 2013-12-23T22:30:00+01:00
dTimStart: 2013-12-23T20:25:00+01:00
md: 3270
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Correlated and RIH and tagged HUD at 3300 m MD.
dTimEnd: 2013-12-23T23:30:00+01:00
dTimStart: 2013-12-23T22:30:00+01:00
md: 3300
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Positioned guns at firing depth. Perforated between 3264-3276 m MD RKB. Got now indications that guns had been fired. Observed no drop in HW. Tried several times to fire guns. Got now indications that guns had been fired.
dTimEnd: 2013-12-24T00:00:00+01:00
dTimStart: 2013-12-23T23:30:00+01:00
md: 3276
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: