Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-04-27T00:00:00+02:00 to 2008-04-28T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 7.1
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-04-28T00:00:00+02:00
dTimDiaHoleStart: 2008-04-26T13:00:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run HPDR and install same.
hpht: 0
md: 1083
mdCsgLast: 1076.9
mdDiaHoleStart: 1083
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 21
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Skidded the cantilever to F-12 and F-14 for re-arranging hatch covers. Shut down production. Re-arranged hatch covers. Ran in with TBC and HPDR double "A" and picked up HPDR double "B"
tightWell: 0
tvd: 1082.5
tvdCsgLast: 1076.5
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2008-04-27T15:00:00+02:00
density: 1.3
locationSample: Reserve pit
md: 1083
mudClass: water based
presBopRating: 0
pv: -999.99
type: HPWBM
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-04-28T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1083
readingKind: estimated
Survey stations:
Activities:
comments: Continued function test of HPDR TBC.
Running of HPDR suspended. Resumed maintenance of the aft PRS.

dTimEnd: 2008-04-27T01:00:00+02:00
dTimStart: 2008-04-27T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled back the HPDR double "A" and the TBC to rig floor. Held tool box talk prior to re-arranging hatch covers. Transferred riser equipment from the moon pool to the rig floor and to the tension deck. Picked up damaged tension cylinder from centraliser deck to rig floor. Prepared for skidding.

dTimEnd: 2008-04-27T14:45:00+02:00
dTimStart: 2008-04-27T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to skid cantilever. Started to shut down production.

dTimEnd: 2008-04-27T15:00:00+02:00
dTimStart: 2008-04-27T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded the cantilever to F-12.

dTimEnd: 2008-04-27T16:00:00+02:00
dTimStart: 2008-04-27T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Prepared for re-arrange hatch covers.
dTimEnd: 2008-04-27T19:00:00+02:00
dTimStart: 2008-04-27T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and moved hatches in the moon pool.

dTimEnd: 2008-04-27T21:15:00+02:00
dTimStart: 2008-04-27T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and skidded cantilever from F-12 to F-14.

dTimEnd: 2008-04-27T22:15:00+02:00
dTimStart: 2008-04-27T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Installed guide wires for running the HPDR.

dTimEnd: 2008-04-28T00:00:00+02:00
dTimStart: 2008-04-27T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: