Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1992-12-11T00:00:00+01:00 to 1992-12-12T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-18T00:00:00+02:00
dateDrillComplete: 1992-12-18
daysBehind: 40.1
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1992-12-12T00:00:00+01:00
dTimDiaHoleStart: 1992-11-29T16:30:00+01:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *SHOOT OFF DRILL STRING IN X-OVER BETWEEN 5" DP AND 6 5/8" HWDP.
*RUN IN WITH NEW BHA. SIDE TRACK WELL IN OPEN HOLE.
hpht: 0
md: 3353
mdCsgLast: 1481.7
mdDiaHoleStart: 1495
mdKickoff: 562
mdPlanned: -999.99
mdStrengthForm: 1482
reportNo: 42
ropCurrent: -999.99
strengthForm: 1.73
sum24Hr: *CONT. ATTEMPTS TO WORK PIPE FREE.
*RAN CUTTER. DETONATED AT 2658M, BUT PIPE NOT FREE.
*RAN FREE-POINT INDICATOR: 1 MISRUN, POOH.  2.ND ATTEMPT OK, SHOWED
 5" DP TO BE FREE.  CHECKED INSIDE HWDP AT 2530 AND 2584M, POSSIBLY
 FREE.
tightWell: 0
tvd: 2252
tvdCsgLast: 1268.5
tvdStrengthForm: 1270
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1992-12-11T22:00:00+01:00
density: 1.4
locationSample: Flowline
md: 2741
mudClass: water based
presBopRating: -999.99
pv: 33
type: KCL/PAC/PHPA
visFunnel: 67
yp: 13.5
Pore pressure:
dTim: 1992-12-12T00:00:00+01:00
equivalentMudWeight: 1.04
md: 3353
readingKind: estimated
Survey stations:
Activities:
comments: CONTINUED TO WORK PIPE FREE AT 2741 M,MAX OVERPULL/DOWNWEIGHT 170/40 TON,MAX TORQUE 33000 FT-LBS. CIRCULATED WITH MAX 2900 LTR/MIN.
dTimEnd: 1992-12-11T02:00:00+01:00
dTimStart: 1992-12-11T00:00:00+01:00
md: 2741
phase: fixed
proprietaryCode: interruption -- fish
state: fail
stateDetailActivity: stuck equipment
comments: PUMPED 18 M3 1,45 SG EZ SPOT PILL, DISPLACED SAME WITH 18 M3 1,4 SG MUD. SPOTTED 10,3 M3 AROUND BHA, LEFT 7,7 M3 INSIDE PIPE.
dTimEnd: 1992-12-11T03:00:00+01:00
dTimStart: 1992-12-11T02:00:00+01:00
md: 2741
phase: fixed
proprietaryCode: interruption -- fish
state: fail
stateDetailActivity: stuck equipment
comments: CONTINUED TO WORK PIPE FREE AT 2741 M,MAX PULL/DOWNWEIGHT 175/40 TON. MAX TORQUE 33000 FT-LBS. PUMPED 210 LTR EZ SPOT PILL EVERY 1/2 HRS.
dTimEnd: 1992-12-11T06:00:00+01:00
dTimStart: 1992-12-11T03:00:00+01:00
md: 2741
phase: fixed
proprietaryCode: interruption -- fish
state: fail
stateDetailActivity: stuck equipment
comments: CONT. ATTEMPTING TO WORK PIPE FREE, NEGATIVE. MOVED EZ-SPOT EVERY HALF HOUR BY PUMPING 210 LITERS.
dTimEnd: 1992-12-11T11:30:00+01:00
dTimStart: 1992-12-11T06:00:00+01:00
md: 2741
phase: fixed
proprietaryCode: interruption -- fish
state: fail
stateDetailActivity: stuck equipment
comments: CHANGED TO 500 TON LINKS AND RIGGED UP ATLAS WIRELINE.  RAN IN WITH JRC CUTTER AND CCL AT 14:30 HRS.  WITH 50 TONS OVERPULL ON STRING, DETONATED CHARGE AT 2658,2M. PIPE NOT FREE.  POOH WITH WIRELINE. FOUND JRC TOOL, X-OVER TO SAME AND 1 SINKER BAR TO BE LEFT IN HOLE.
dTimEnd: 1992-12-11T17:30:00+01:00
dTimStart: 1992-12-11T11:30:00+01:00
md: 2652
phase: fixed
proprietaryCode: interruption -- fish
state: fail
stateDetailActivity: stuck equipment
comments: CIRCULATED 2000 STROKES: SURFACE PUMPING PRESSURE 100 BAR LESS THAN BEFORE CUTTING AND NO COMMUNICATION WITH MWD. ATTEMPTED TO WORK STRING FREE FROM THE BHA BY APPLYING UP TO 34000 FTLBS TORQUE AND 180 TONS OVERPULL, NO SUCCESS.
dTimEnd: 1992-12-11T20:00:00+01:00
dTimStart: 1992-12-11T17:30:00+01:00
md: 2658
phase: fixed
proprietaryCode: interruption -- fish
state: fail
stateDetailActivity: stuck equipment
comments: RIGGED UP WIRELINE. RAN FREE-POINT INDICATOR. CHECKED AND CALIBRATED TOOL AT 1400M, OK.  RAN IN TO 2512M, TOOL FAILURE. POOH.
dTimEnd: 1992-12-12T00:00:00+01:00
dTimStart: 1992-12-11T20:00:00+01:00
md: 2510
phase: fixed
proprietaryCode: interruption -- fish
state: fail
stateDetailActivity: stuck equipment
Lithology and shows: