Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2016-07-14T00:00:00+02:00 to 2016-07-15T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-15T00:00:00+02:00
dTimDiaHoleStart: 2016-07-08T11:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Flush BOP
- POOH w/ DP and pull 600m of 7in tbg
- RIH w/ 7in tbg on spear and 5,5in DP, tag cement, release spear and leave 7in tbg in the well. POOH
- RIH w/ MST seal tool, Recover MST seal
- Cut 10 3/4in csg
hpht: 0
md: -999.99
mdCsgLast: 4683.6
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3172
presTestType: formation integrity test
reportNo: 7
ropCurrent: -999.99
sum24Hr: - Pulled and L/D 480m of 7in tbg, L/D DHSV
- RIH w/ rest of the 7in tbg on drill pipe
- Placed balanced cement plug 
- Circulated excess cement

tightWell: 0
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Changed handling equipment. Removed master bushing, installed spider, installed power rollers, installed reel for spooling control line
dTimEnd: 2016-07-14T01:15:00+02:00
dTimStart: 2016-07-14T00:00:00+02:00
md: 3075
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled tubing from 3075m to 2957m. Removed control line clamps, spooled control line, L/D tubing joints. Average pulling rate 4 joints/hour
dTimEnd: 2016-07-14T03:45:00+02:00
dTimStart: 2016-07-14T01:15:00+02:00
md: 2957
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Experienced communication problems w/ csg tong. Changed door sensor
dTimEnd: 2016-07-14T04:30:00+02:00
dTimStart: 2016-07-14T03:45:00+02:00
md: 2957
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Pulled tubing from 2957m to 2874m. Removed control line clamps, spooled control line, L/D tubing joints. Average pulling rate 7 joints/hour
dTimEnd: 2016-07-14T06:00:00+02:00
dTimStart: 2016-07-14T04:30:00+02:00
md: 2874
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Experienced communication problems w/ csg tong
dTimEnd: 2016-07-14T06:15:00+02:00
dTimStart: 2016-07-14T06:00:00+02:00
md: 2874
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Pulled tubing from 2874m to 2685m. Removed control line clamps, spooled control line, L/D tubing joints. Average pulling rate 6,4 joints/hour
dTimEnd: 2016-07-14T08:45:00+02:00
dTimStart: 2016-07-14T06:15:00+02:00
md: 2685
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: HTS belt fault occurred, contacted electronics technician
dTimEnd: 2016-07-14T09:45:00+02:00
dTimStart: 2016-07-14T08:45:00+02:00
md: 2685
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Pulled tubing from 2685m to 2614m. Removed control line clamps, spooled control line, L/D tubing joints. Average pulling rate 6,0 joints/hour
dTimEnd: 2016-07-14T10:45:00+02:00
dTimStart: 2016-07-14T09:45:00+02:00
md: 2574
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to rig down csg handling equipment
dTimEnd: 2016-07-14T11:00:00+02:00
dTimStart: 2016-07-14T10:45:00+02:00
md: 2574
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pull slips
dTimEnd: 2016-07-14T11:15:00+02:00
dTimStart: 2016-07-14T11:00:00+02:00
md: 2574
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled and L/D DHSV
dTimEnd: 2016-07-14T11:45:00+02:00
dTimStart: 2016-07-14T11:15:00+02:00
md: 2574
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled tbg joint, removed control lines and run joint back into hole
dTimEnd: 2016-07-14T12:00:00+02:00
dTimStart: 2016-07-14T11:45:00+02:00
md: 2574
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed out handling equipment to 5,5in  DP
dTimEnd: 2016-07-14T12:30:00+02:00
dTimStart: 2016-07-14T12:00:00+02:00
md: 2574
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleared rig floor
dTimEnd: 2016-07-14T12:45:00+02:00
dTimStart: 2016-07-14T12:30:00+02:00
md: 2574
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U swedge to tubing
dTimEnd: 2016-07-14T13:00:00+02:00
dTimStart: 2016-07-14T12:45:00+02:00
md: 2574
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D control line reel, meanwhile disconnected hoses and made csg tong ready to remove
dTimEnd: 2016-07-14T14:00:00+02:00
dTimStart: 2016-07-14T13:00:00+02:00
md: 2574
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U single and RIH from 2574m to 2585m
dTimEnd: 2016-07-14T14:30:00+02:00
dTimStart: 2016-07-14T14:00:00+02:00
md: 2585
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pulled master bushing and installed PS21
dTimEnd: 2016-07-14T14:45:00+02:00
dTimStart: 2016-07-14T14:30:00+02:00
md: 2585
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Continued RIH on 5,5in DP from 2585m to3070m. Filled pipe half way. Average RIH speed 214 m/hour.
dTimEnd: 2016-07-14T17:00:00+02:00
dTimStart: 2016-07-14T14:45:00+02:00
md: 3070
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: M/U TDS and staged up pumps to 3000l/m, 180 bar. Pumped 32m3 sea water and 20m3 wash pill, displaced combination wiper plug out of tbg (at 3070m)
dTimEnd: 2016-07-14T17:30:00+02:00
dTimStart: 2016-07-14T17:00:00+02:00
md: 3070
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: M/U side entry sub assembly. Performed Pre-job Meeting for cement job. Installed cement line and pressure tested same to 300bar. Ok
dTimEnd: 2016-07-14T20:00:00+02:00
dTimStart: 2016-07-14T17:30:00+02:00
md: 3070
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Balanced cement plug (250m)
Mixed and pumped 9,2 m3 of 1,9SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 2890 l of drill water. Zeroed volume counters. Displaced the cement with 45,6 m3 (2059 strokes) of sea water, 2000 l/min/ 65 bar. Pulled out of cement to 2868m (200m of cement)
dTimEnd: 2016-07-14T22:00:00+02:00
dTimStart: 2016-07-14T20:00:00+02:00
md: 2868
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Circulated out upper 50m of cement at 2700l/min, pressure went from 185bar down to 140bar as cemented was circulated out of well. Observed cement returns on surface. Theoretical volume of returned cement was 1.8m3. Totally circulated 270m3. TOC at 2868m
dTimEnd: 2016-07-15T00:00:00+02:00
dTimStart: 2016-07-14T22:00:00+02:00
md: 2868
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
Lithology and shows: