Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-08-22T00:00:00+02:00 to 2008-08-23T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-23T00:00:00+02:00
dTimDiaHoleStart: 2008-08-21T19:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue commision XMT, LD 3 1/2" DP and RU WL equpment.
hpht: 0
md: 3792
mdCsgLast: 3790.1
mdDiaHoleStart: 3792
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 53
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Tested XMT to 380 bar/10 min and flowline to 345 bar/10 min. Inflow tested MMV and HMV. Pulled dart and BPV. RU WL while commisioning XMT.
tightWell: 0
tvd: 3247
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-08-22T16:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3173
mudClass: other
presBopRating: 345
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Connected flexible flow line  to flow line spool.

Meanwhile MU and RB 7 stds of 7 5/8" csg (A total of 19 stds made up), lifted WL BOP's into moonpool and cleaned inside cantiliver and in pump room.
dTimEnd: 2008-08-22T04:15:00+02:00
dTimStart: 2008-08-22T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Opened HMV with Seawell test pump. Held tool box talk. Lined up from cmt unit and connected hose on KWV. Performed line test to 30/380 bar for 5/10 min against KWV. 3.0 bar drop (0.8%) on high pressure test .

dTimEnd: 2008-08-22T06:00:00+02:00
dTimStart: 2008-08-22T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested XMT body and VG 63 ring to 30/380 bar for 5/10 min against dart in BPV. 2.0 bar (0.5%) drop on high pressure test. 50 ltrs pumped and approx 40 ltrs bled back.
dTimEnd: 2008-08-22T06:45:00+02:00
dTimStart: 2008-08-22T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Attempted to flush flowline through XMT by pumping pot water from production, but had installed check valve in front of hose from cmt unit to KWV. Removed CV and lined up from cmt unit to KWV. Performed line test to 30/380 bar for 5/10 min against KWV. 3.0 bar drop (0.8%) on high pressure test.
dTimEnd: 2008-08-22T08:00:00+02:00
dTimStart: 2008-08-22T06:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Open PWV. Flushed through flowline, PWV, XMT, KWV to cmt unit from production with pot water.
dTimEnd: 2008-08-22T10:30:00+02:00
dTimStart: 2008-08-22T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested flowline/XMT to 30/345 bar for 5/10 min. 3.6 bar (1.0%) drop on high pressure test. 95 ltrs pumped and 90 ltrs bled back.
dTimEnd: 2008-08-22T11:00:00+02:00
dTimStart: 2008-08-22T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressured up to 130 bar against BPV & dart. Close MMV and bled off pressure above MMV to 10 bar. Inflow tested MMV to 120 bar differential pressure for 15 min. Test ok.

Equalized pressure above MMV. Opened MMV and closed HMV. Bled of any pressure above HMV to 10 bar. Inflow test HMV to 120 bar differential pressure for 15 min. Test ok.

Equalized pressure across HMV. Opened HMV. Bled off pressure. Closed valves. 

Pressure tested BOT control line exit block for DHSV to 570 bar/15 min using BOT pump. Test ok. Closed DHSV. Bled off 335 ml on line.
dTimEnd: 2008-08-22T13:30:00+02:00
dTimStart: 2008-08-22T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Built scaffolding around XMT. Opened HMV. RIH with retrieving tool for dart on stinger and retrieved dart.  POOH with dart. Pulled BPV from TH. Closed HMV and SV. Closed PWV, KWV and MMV.
dTimEnd: 2008-08-22T15:45:00+02:00
dTimStart: 2008-08-22T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Commisioned F-5 XMT.

Meanwhile installed WL BOP's (tripple BOP below dual BOP). Built scaffolding around WL BOP's and installed riser sections to rig floor.
dTimEnd: 2008-08-22T20:00:00+02:00
dTimStart: 2008-08-22T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Commisioned F-5 XMT.

Meanwhile LD 3 1/2" DP, installed BOP rams and cleaned lower shakers and moon pool area. Torture-tested 7/16" cable and cut off 1000 m.
dTimEnd: 2008-08-23T00:00:00+02:00
dTimStart: 2008-08-22T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: