Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2012-09-13T00:00:00+02:00 to 2012-09-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2012-09-14T00:00:00+02:00
dTimDiaHoleStart: 2012-09-11T07:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Leak test R/U. RIH and log RST.

Expected status tomorrow at 06:00: POOH with RST toolstring.
hpht: 0
md: -999.99
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Well handed over from production department. R/U wireline equipment and installed RST toolstring in lubricator.
tightWell: 0
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited for Production Department to prepare well for handover. Meanwhile tested RST tool.
dTimEnd: 2012-09-13T06:00:00+02:00
dTimStart: 2012-09-13T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited for Production Department to prepare well for handover. Meanwhile tested RST tool.
dTimEnd: 2012-09-13T10:30:00+02:00
dTimStart: 2012-09-13T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Well handed over from production department.
dTimEnd: 2012-09-13T11:00:00+02:00
dTimStart: 2012-09-13T10:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held DOP#1 meeting prior to R/U on well.
dTimEnd: 2012-09-13T11:30:00+02:00
dTimStart: 2012-09-13T11:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Leak tested XMT cross to 20/120 bar for 5/10 min. Meanwhile prepared to install lower riser and BOP.
dTimEnd: 2012-09-13T13:00:00+02:00
dTimStart: 2012-09-13T11:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held brief prior to install lower riser and BOP.
dTimEnd: 2012-09-13T13:30:00+02:00
dTimStart: 2012-09-13T13:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Removed XMT top cap and installed lower riser and BOP. Leak tested lower riser/BOP connections to 20/120 bar for 5/10 min.
dTimEnd: 2012-09-13T16:30:00+02:00
dTimStart: 2012-09-13T13:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lowered down lower lubricator from rig floor and stabbed lubricator onto BOP.
dTimEnd: 2012-09-13T17:15:00+02:00
dTimStart: 2012-09-13T16:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held brief prior to install toolstring into lubricator.
dTimEnd: 2012-09-13T17:30:00+02:00
dTimStart: 2012-09-13T17:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Installed toolstring into lubricator.
dTimEnd: 2012-09-13T19:00:00+02:00
dTimStart: 2012-09-13T17:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held brief prior to lift up lubricator and GIH in elevator.
dTimEnd: 2012-09-13T19:30:00+02:00
dTimStart: 2012-09-13T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Connected hoses and lifted up lubricator and GIH in elevator. Connected toolstring and stabbed upper lubricator unto lower lubricator.
dTimEnd: 2012-09-13T22:30:00+02:00
dTimStart: 2012-09-13T19:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held DOP#2 meeting prior to RIH with RST toolstring.
dTimEnd: 2012-09-13T23:00:00+02:00
dTimStart: 2012-09-13T22:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Prepared to leak test R/U.
dTimEnd: 2012-09-14T00:00:00+02:00
dTimStart: 2012-09-13T23:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: