Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-01T00:00:00+02:00 to 2013-09-02T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-02T00:00:00+02:00
dTimDiaHoleStart: 2013-08-29T15:30:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Set seal assembly. Test seal assembly and BOP.
Disconnect PADPRT.
L/D cement head. 
Flush string and POOH, L/D running tool.
Install wearbushing and pressure test remaining BOP.
Perform Maersk rig maintenance/ NOV rig survey.

hpht: 0
md: 3097
mdCsgLast: 3090.1
mdDiaHoleStart: 2617
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 4
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: M/U and RIH 9 5/8" shoe track.
M/U and RIH 9 5/8" casing in stands from derrick.
M/U x-over joint and continued RIH with 10 3/4" casing stands from derrick.
Installed casing hanger and RIH casing on 5 1/2" HWDP landing string.
Landed casing and confirmed hanger set.
Circulated well prior to cement job.
tightWell: 0
tvd: 2901.4
tvdCsgLast: 2895
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-01T21:00:00+02:00
density: 1.28
locationSample: Flowline
md: 3097
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
dTim: 2013-09-01T10:00:00+02:00
density: 1.28
locationSample: Active pit
md: 3097
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
Pore pressure:
Survey stations:
Activities:
comments: RIH shoetrack, P/U single joint from deck and M/U same.
dTimEnd: 2013-09-01T00:30:00+02:00
dTimStart: 2013-09-01T00:00:00+02:00
md: 63
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" 53,5ppf P110 Vam TOP casing from 63 m to 209 m . Run casing in stands from derrick. Filled every stand.
dTimEnd: 2013-09-01T01:45:00+02:00
dTimStart: 2013-09-01T00:30:00+02:00
md: 209
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed leaking mud saver valve.
dTimEnd: 2013-09-01T02:00:00+02:00
dTimStart: 2013-09-01T01:45:00+02:00
md: 209
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with 9 5/8" 53,5 ppf P110 Vam TOP casing from 209 m to 1207 m. Run stands from derrick. Filled casing every stand. Average running rate 5,5 stands/hr
dTimEnd: 2013-09-01T07:00:00+02:00
dTimStart: 2013-09-01T02:00:00+02:00
md: 1207
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8"  53,5ppf P110 Vam TOP casing from 1207 m to 2489 m. Run stands from derrick. Filled casing every stand. Average running rate 7,1 stands/hr.
dTimEnd: 2013-09-01T12:00:00+02:00
dTimStart: 2013-09-01T07:00:00+02:00
md: 2489
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed to 10 3/4" elevators and tong jaws.
dTimEnd: 2013-09-01T12:15:00+02:00
dTimStart: 2013-09-01T12:00:00+02:00
md: 2489
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U x-over joint from deck and M/U same.
dTimEnd: 2013-09-01T12:30:00+02:00
dTimStart: 2013-09-01T12:15:00+02:00
md: 2489
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed out slips to 10 3/4" and changed die blocks in casing tong.
dTimEnd: 2013-09-01T13:30:00+02:00
dTimStart: 2013-09-01T12:30:00+02:00
md: 2489
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 10 3/4" 65,7ppf P110 Vam TOP casing from 2489 m to 2944 m. Run stands from derrick. Filled casing every stand. Average running rate 5 stands/hr.
dTimEnd: 2013-09-01T16:00:00+02:00
dTimStart: 2013-09-01T13:30:00+02:00
md: 2944
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed TBT before rigging down casing running equipment.
dTimEnd: 2013-09-01T16:15:00+02:00
dTimStart: 2013-09-01T16:00:00+02:00
md: 2944
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/D casing fill-up tool, bails, elevator and rotator. Installed bails and elevators for 5 1/2" DP.
dTimEnd: 2013-09-01T17:30:00+02:00
dTimStart: 2013-09-01T16:15:00+02:00
md: 2944
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed TBT before picking up casing hanger.
dTimEnd: 2013-09-01T17:45:00+02:00
dTimStart: 2013-09-01T17:30:00+02:00
md: 2944
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U, cleaned and M/U casing hanger.
dTimEnd: 2013-09-01T18:00:00+02:00
dTimStart: 2013-09-01T17:45:00+02:00
md: 2944
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Removed PS30 slips and installed outer ring and master bushings. RIH hanger below rotary.
dTimEnd: 2013-09-01T18:30:00+02:00
dTimStart: 2013-09-01T18:00:00+02:00
md: 2944
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/D handling equipment for 10 3/4" casing, R/D casing tongs and cleared rig floor.
dTimEnd: 2013-09-01T19:45:00+02:00
dTimStart: 2013-09-01T18:30:00+02:00
md: 2954
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" x 10 3/4" casing on 5 1/2 HWDP  landing string from  2954 m to 2994 m. Circulated string with 500 lpm while RIH.
dTimEnd: 2013-09-01T20:30:00+02:00
dTimStart: 2013-09-01T19:45:00+02:00
md: 2994
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH on landing string from 2994 m to 3089 m. Circulated string with 500 lpm while RIH.
dTimEnd: 2013-09-01T21:30:00+02:00
dTimStart: 2013-09-01T20:30:00+02:00
md: 3089
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Broke out HWDP double from LS.
dTimEnd: 2013-09-01T22:00:00+02:00
dTimStart: 2013-09-01T21:30:00+02:00
md: 3089
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U cement stand. M/U cement hoses and control lines. M/U cement stand to landing string. Landed casing hanger in wellhead as per Vetco instructions. Confirmed hanger set as per procedure.
dTimEnd: 2013-09-01T23:15:00+02:00
dTimStart: 2013-09-01T22:00:00+02:00
md: 3090
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Increased flow in 250 l/min steps to 2500 l/min/ 80 bar. Let flow and pressure stabilize on each step. No losses to formation.
dTimEnd: 2013-09-02T00:00:00+02:00
dTimStart: 2013-09-01T23:15:00+02:00
md: 3090
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: