Daily Drilling Report
Well: NO 15/9-F-11 A
Report period: 2013-05-22T00:00:00+02:00 to 2013-05-23T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-05-23T00:00:00+02:00
dTimDiaHoleStart: 2013-05-14T12:00:00+02:00
diaHole: 8.5
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Wait prior to take new pressure points.
RIH with 8 1/2 BHA.
hpht: 0
md: 3762
mdCsgLast: 2570.7
mdDiaHoleStart: 2586
mdPlanned: -999.99
mdStrengthForm: 2574
presTestType: formation integrity test
reportNo: 8
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Waited prior to take new pressure points.

tightWell: 0
tvd: 3162.5
tvdCsgLast: 2442
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2013-05-22T20:00:00+02:00
density: 1.32
locationSample: Active pit
md: 3762
mudClass: oil based
presBopRating: 345
pv: 38
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 13
dTim: 2013-05-22T09:00:00+02:00
density: 1.32
locationSample: Active pit
md: 3762
mudClass: oil based
presBopRating: 345
pv: 39
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12.5
dTim: 2013-05-22T16:30:00+02:00
density: 1.32
locationSample: Flowline
md: 3762
mudClass: oil based
presBopRating: 345
pv: 40
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12.5
Pore pressure:
dTim: 2013-05-23T00:00:00+02:00
equivalentMudWeight: .87
md: 2624
readingKind: estimated
dTim: 2013-05-23T00:00:00+02:00
equivalentMudWeight: 1.29
md: 3526
readingKind: estimated
dTim: 2013-05-23T00:00:00+02:00
equivalentMudWeight: 1.16
md: 3602.2
readingKind: measured
dTim: 2013-05-23T00:00:00+02:00
equivalentMudWeight: 1.02
md: 3762
readingKind: estimated
Survey stations:
Activities:
comments: Waited prior to take new pressure points.

Meanwhile:
Circulated bottoms up with 1000 liter/min, 36 bar.
Cleaned and tidied on drillfloor.
Prepared maintenance work on drilling equipment.
dTimEnd: 2013-05-22T03:00:00+02:00
dTimStart: 2013-05-22T00:00:00+02:00
md: 2494
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited prior to take new pressure points.

Meanwhile:
Flow checked well, ok.
Cleaned and tidied on drillfloor.
Prepared maintenance work on drilling equipment.
dTimEnd: 2013-05-22T04:00:00+02:00
dTimStart: 2013-05-22T03:00:00+02:00
md: 2494
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited prior to take new pressure points.

Monitored well on trip tank.

Meanwhile:
Cleaned and tidied on drillfloor and in all drilling areas.
Performed maintenance work on drawworks.
Replaced Bypass Actuator Valve for downlink system.
Worked with 5 yearly maintenance on stand pipe valve S6.
Performed toubleshooting and maintenance jobs on TDS.
Worked with installation of BHA Wash Tool control system.
Circulated well every 6th hour with 1100 liter/min, 43-46 bar.
dTimEnd: 2013-05-23T00:00:00+02:00
dTimStart: 2013-05-22T04:00:00+02:00
md: 2494
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
Lithology and shows: