Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2016-09-23T00:00:00+02:00 to 2016-09-24T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-24T00:00:00+02:00
dTimDiaHoleStart: 2016-09-18T05:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - POOH w/ spear
- Retrieve MS-T seal assy
- Cut 10 3/4in tieback casing
- RIH w/ spear and pull 
- 10 3/4in tieback casing
- Release tieback adapter
- Retrieve tieback adapter
- Punch below 10 3/4in subsea casing hanger
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2853
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 6
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Placed balanced cement plug in 9 5/8in casing
- Pulled and L/D 600m of tubing
- RIH w/ tubing on spear, tagged cement
- Released spear and left tubing in the well


tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Installed cementing hose, pressure tested same to 250bar for 3 min.
dTimEnd: 2016-09-23T00:30:00+02:00
dTimStart: 2016-09-23T00:00:00+02:00
md: 3050
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting for cement job
dTimEnd: 2016-09-23T00:45:00+02:00
dTimStart: 2016-09-23T00:30:00+02:00
md: 3050
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Balanced cement plug (3050 m - 2850 m ): Mixed and pumped 9,2 m3 of 1,9 SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 2900 l of drill water. Zeroed volume counters. Displaced the cement with 46 m3 (2076 strokes) of SW, 2000 l/min/ 40 bar. Pulled out of cement to 2850m at 4 min/stand. Theoretical TOC 2850 m MD.
dTimEnd: 2016-09-23T02:00:00+02:00
dTimStart: 2016-09-23T00:45:00+02:00
md: 3050
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed sponge ball. Pumped 10m3 hi-vis at 1700l/min / 65 bar. Circulated 3000 l/min/ 140 bar. Held TBT for P/U BOP wash tool
dTimEnd: 2016-09-23T04:15:00+02:00
dTimStart: 2016-09-23T02:00:00+02:00
md: 2850
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH and R/B 1x stand. Installed closed FOSV and BOP wash tool, made 10x passes in BOP and well head  at 1500 LPM / 12 bar, operated rams and annular once
dTimEnd: 2016-09-23T06:00:00+02:00
dTimStart: 2016-09-23T04:15:00+02:00
md: 2800
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH from 2829m to 2550m. Average pulling speed 280m/hour
dTimEnd: 2016-09-23T07:00:00+02:00
dTimStart: 2016-09-23T06:00:00+02:00
md: 2550
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to R/U casing handling equipment
dTimEnd: 2016-09-23T07:15:00+02:00
dTimStart: 2016-09-23T07:00:00+02:00
md: 2550
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed dril pipe slips, installed casing slips. Removed CL clamp
dTimEnd: 2016-09-23T08:00:00+02:00
dTimStart: 2016-09-23T07:15:00+02:00
md: 2550
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U casing tong
dTimEnd: 2016-09-23T09:00:00+02:00
dTimStart: 2016-09-23T08:00:00+02:00
md: 2550
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Broke off swedge. Changed handling equipment in elevator. M/U FOSV to swedge
dTimEnd: 2016-09-23T09:30:00+02:00
dTimStart: 2016-09-23T09:00:00+02:00
md: 2550
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with 7in tubing from 2550m to 1944m. Average pulling speed 8,2 joints/hour
dTimEnd: 2016-09-23T15:45:00+02:00
dTimStart: 2016-09-23T09:30:00+02:00
md: 1944
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to R/D casing handling equipment
dTimEnd: 2016-09-23T16:00:00+02:00
dTimStart: 2016-09-23T15:45:00+02:00
md: 1944
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D casing handling equipment. Cleaned and cleared rig floor
dTimEnd: 2016-09-23T17:15:00+02:00
dTimStart: 2016-09-23T16:00:00+02:00
md: 1944
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Serviced PRSs
dTimEnd: 2016-09-23T17:45:00+02:00
dTimStart: 2016-09-23T17:15:00+02:00
md: 1944
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Located and repaired/changed leaking hose on aft PRS
dTimEnd: 2016-09-23T21:00:00+02:00
dTimStart: 2016-09-23T17:45:00+02:00
md: 1944
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: P/U and B/O FOSV from tubing swedge
dTimEnd: 2016-09-23T21:15:00+02:00
dTimStart: 2016-09-23T21:00:00+02:00
md: 1944
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U spear assembly (run #11) and engaged into 7in tubing at RKB. RIH on DP from 1944m to 1978m
dTimEnd: 2016-09-23T21:45:00+02:00
dTimStart: 2016-09-23T21:15:00+02:00
md: 1978
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushings and install DP slips
dTimEnd: 2016-09-23T22:00:00+02:00
dTimStart: 2016-09-23T21:45:00+02:00
md: 1978
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued to RIH w/ tubing on spear from 1978m to 2810m. Average running speed 832m/hour. Meanwhile carried out TBT for pressure testing rig up of pumping lines to X-mas tree for slop injection
dTimEnd: 2016-09-23T23:00:00+02:00
dTimStart: 2016-09-23T22:00:00+02:00
md: 2810
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: M/U TDS and washed down with 550 l/min - 15bar from 2810m, tagged TOC at 2853.4m w/ 10t. Release spear from tubing by rotating 2x turns clockwise. Top of tubing left in the well at 909m. Meanwhile prepared to test chicksan lines to X-mas tree on F-4
dTimEnd: 2016-09-23T23:30:00+02:00
dTimStart: 2016-09-23T23:00:00+02:00
md: 2850
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: POOH w/ spear BHA (run#11) on 5,5in  DP from 909 m to 436 m . Avgerage tripping speed 950 m/hour
dTimEnd: 2016-09-24T00:00:00+02:00
dTimStart: 2016-09-23T23:30:00+02:00
md: 436
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
Lithology and shows: