Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-13T00:00:00+02:00 to 2013-10-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 2.5
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-14T00:00:00+02:00
dTimDiaHoleStart: 2013-10-12T11:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with cutting BHA #2 on 3 1/2" DP.
RIH with drift/dress run and mill top of 7" tubing.
POOH and L/D drift run BHA.
P/U and RIH with cutting BHA #2 re-run, space out and cut FLX-4.
POOH.
RIH w/ overshot BHA and retrieve DHSV and FLX-4.
hpht: 0
md: 3049
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 55
ropCurrent: -999.99
sum24Hr: POOH with cutting BHA #1 from 761 m to surface.
L/D cutting BHA.
R/U tubing handling equipment. RIH w/ THRT, engaged TH and pulled free.
POOH with THRT and TH, L/O retrieval tool and hanger.
POOH with 7" tubing, L/O joints to deck and spooled control lines.
R/D tubing handling equipment.
M/U cutting BHA #2 (FLX-4). 
RIH on 3 1/2" DP to 499,3 m. Worked string, unable to pass through restriction. 
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-13T10:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
dTim: 2013-10-13T21:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: Performed TBT for POOH and racking 3 1/2" DP w/ fwd PRS.
dTimEnd: 2013-10-13T00:15:00+02:00
dTimStart: 2013-10-13T00:00:00+02:00
md: 761
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: POOH w/ cutting BHA #1 on 3 1/2" DP from 761 m to surface, pulled wet. Avg. tripping speed 277 m/hr.
dTimEnd: 2013-10-13T03:15:00+02:00
dTimStart: 2013-10-13T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Inspected cutting BHA and L/O same. B/O x-over.
dTimEnd: 2013-10-13T03:45:00+02:00
dTimStart: 2013-10-13T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2013-10-13T04:00:00+02:00
dTimStart: 2013-10-13T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Changed handling equipment.
dTimEnd: 2013-10-13T04:15:00+02:00
dTimStart: 2013-10-13T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT for rigging up csg equipment.
dTimEnd: 2013-10-13T04:30:00+02:00
dTimStart: 2013-10-13T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up 7" tubing equipment.
dTimEnd: 2013-10-13T05:30:00+02:00
dTimStart: 2013-10-13T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U and M/U tubing hanger running tool. M/U tool to x-over and to TDS.
dTimEnd: 2013-10-13T06:00:00+02:00
dTimStart: 2013-10-13T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH to 20,5 m. Engaged into TH as per Vetco procedure. Picked up to 18,5 t, confirmed string free.
dTimEnd: 2013-10-13T06:45:00+02:00
dTimStart: 2013-10-13T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Flow checked, well stable.
dTimEnd: 2013-10-13T07:00:00+02:00
dTimStart: 2013-10-13T06:45:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting with day shift prior to pulling completion.
dTimEnd: 2013-10-13T07:15:00+02:00
dTimStart: 2013-10-13T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled THRT, reset drawwork limits due to stand height. Landed TH in c-plate.
dTimEnd: 2013-10-13T07:45:00+02:00
dTimStart: 2013-10-13T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke THRT from hanger and removed same with PRS.
dTimEnd: 2013-10-13T08:00:00+02:00
dTimStart: 2013-10-13T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed communication collar. Performed check for radiation, non measured.
dTimEnd: 2013-10-13T08:15:00+02:00
dTimStart: 2013-10-13T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/U air lines for cable drum and impact wrenches. Function tested same.
dTimEnd: 2013-10-13T08:30:00+02:00
dTimStart: 2013-10-13T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Placed handling tool on HTS, P/U and checked same. M/U and P/U tubing hanger, removed c-plate and installed auto slips.
dTimEnd: 2013-10-13T09:15:00+02:00
dTimStart: 2013-10-13T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cut control lines, broke TH and pup below. L/O assy to deck.
dTimEnd: 2013-10-13T09:30:00+02:00
dTimStart: 2013-10-13T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH 7" tubing including control lines from 450 m to surface. Removed clamps and spooled 4 ea control lines to reel while POOH.

Performed radiation spot checks on every 10th joint. Zero readings.
dTimEnd: 2013-10-13T14:30:00+02:00
dTimStart: 2013-10-13T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Cleaned and taped up cut on last joint. L/O same to deck.
dTimEnd: 2013-10-13T14:45:00+02:00
dTimStart: 2013-10-13T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT prior to rigging down casing equipment.
dTimEnd: 2013-10-13T15:00:00+02:00
dTimStart: 2013-10-13T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: R/D casing tong and associated equipment. Changed elevators to 5 1/2" DP.
dTimEnd: 2013-10-13T15:30:00+02:00
dTimStart: 2013-10-13T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: RIH with retrieval tool and pup joint. B/O and L/O same.
dTimEnd: 2013-10-13T15:45:00+02:00
dTimStart: 2013-10-13T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2013-10-13T16:15:00+02:00
dTimStart: 2013-10-13T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Changed to 3 1/2" handling equipment. R/U auto slips.
dTimEnd: 2013-10-13T17:15:00+02:00
dTimStart: 2013-10-13T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: P/U two singles from deck. M/U same and installed X-over. Parked stand in aft PRS.
dTimEnd: 2013-10-13T18:00:00+02:00
dTimStart: 2013-10-13T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U cutting BHA #2 (FLX-4) from RKB to 25 m. Installed x-over.
dTimEnd: 2013-10-13T18:30:00+02:00
dTimStart: 2013-10-13T18:00:00+02:00
md: 25
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Surface tested cutting assy with 600 lpm / 6 bar.
dTimEnd: 2013-10-13T19:00:00+02:00
dTimStart: 2013-10-13T18:30:00+02:00
md: 25
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Performed TBT with night shift for RIH and cutting FLX-4.
dTimEnd: 2013-10-13T19:15:00+02:00
dTimStart: 2013-10-13T19:00:00+02:00
md: 25
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: RIH w/ cutting BHA #2 on 3 1/2" DP from 25 m to 461 m.
dTimEnd: 2013-10-13T21:30:00+02:00
dTimStart: 2013-10-13T19:15:00+02:00
md: 461
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: P/U double with aft PRS. M/U TDS.
dTimEnd: 2013-10-13T22:00:00+02:00
dTimStart: 2013-10-13T21:30:00+02:00
md: 461
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: B/O 3 1/2" DP connection and filled pipe.
dTimEnd: 2013-10-13T22:15:00+02:00
dTimStart: 2013-10-13T22:00:00+02:00
md: 461
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: RIH with BHA. Hung up at 499,3 m, 5 t down weight. Attempted to pass restriction. Turned pipe and set down weight. No sucess.
Checked space out. Depth corresponding with 7" tubing cut at 473,8 + 0,5 m.  
Rotated with 14 kNm. String stalled out. Pulled up with 37 t overpull and broke free.
dTimEnd: 2013-10-13T23:00:00+02:00
dTimStart: 2013-10-13T22:15:00+02:00
md: 499
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: POOH above cut at 473,8. Worked area with taper mill, 80 rpm.
dTimEnd: 2013-10-13T23:30:00+02:00
dTimStart: 2013-10-13T23:00:00+02:00
md: 472
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Ran back in hole. Observed stop sub entering cut at 498,6 m. 
Tagged obstruction at 499,3 m. Worked string with 5 t down and attempted to pass obstruction. No success.
Evaluated situation and decided to POOH.
dTimEnd: 2013-10-14T00:00:00+02:00
dTimStart: 2013-10-13T23:30:00+02:00
md: 499
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
Lithology and shows: