Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-28T00:00:00+02:00 to 2013-09-29T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-29T00:00:00+02:00
dTimDiaHoleStart: 2013-09-27T13:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Maersk Production to perform XMT commissioning.
Retrieve BPV.
Rig up and prepare for wire line operations.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 30
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Installed XMT and tested same.
Handed over well to Maersk Production for XMT commissioning.
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-28T15:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Performed housekeeping and maintenance on drill floor. 
Worked with termination and test of control lines for DHSV and DHPG.
dTimEnd: 2013-09-28T03:00:00+02:00
dTimStart: 2013-09-28T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to installation of XMT.
Transferred XMT from overhead crane to TDS.
Ran down with XMT to 15 cm above land off.
dTimEnd: 2013-09-28T04:30:00+02:00
dTimStart: 2013-09-28T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed and orientated XMT.
Closed hatches above well.
Installed clamp on XMT connection.
Installed flow line spool to ensure correct line up.

At 06:00 hrs informed Production to restart production according to SIMOPS.

Meanwhile:
Performed housekeeping and maintenance on drill floor. 
Rigged up hose and valves for pressure testing.
dTimEnd: 2013-09-28T11:00:00+02:00
dTimStart: 2013-09-28T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up HXT clamp connection and tested same.
dTimEnd: 2013-09-28T13:00:00+02:00
dTimStart: 2013-09-28T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared for handing over well to Production for commissioning.
Well handed over to Maersk Production at 14:00 hrs.
dTimEnd: 2013-09-28T14:00:00+02:00
dTimStart: 2013-09-28T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Prepared wire line equipment.
Pressure tested TDS.

dTimEnd: 2013-09-29T00:00:00+02:00
dTimStart: 2013-09-28T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: