Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-08T00:00:00+01:00 to 2014-02-09T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
daysBehind: 1.5
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-09T00:00:00+01:00
dTimDiaHoleStart: 2014-02-03T20:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Wait on Weather.
Run Drilling Risers.
hpht: 0
md: 3147
mdCsgLast: 3090.1
mdDiaHoleStart: 3147
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 15
ropCurrent: -999.99
sum24Hr: Worked on TDS brake disc. Tested same.
Waited on Weather. Meanwhile tested BOP and P/U and tested Drilling Riser Connector. L/D same. Tested Kelly hose and IBOPs.
tightWell: 0
tvdCsgLast: 2895
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-08T02:30:00+01:00
density: 1.37
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 29
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 4.5
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather.
Meanwhile:
Isolated system and held TBT for TDS brake disc job.
dTimEnd: 2014-02-08T00:30:00+01:00
dTimStart: 2014-02-08T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather.
Meanwhile:
Performed job on TDS brake disc.
Simultaneously ran Riser Guide Funnel and landed same onto Wellhead. Installed debris cap.
dTimEnd: 2014-02-08T06:00:00+01:00
dTimStart: 2014-02-08T00:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather.
Meanwhile:
Performed job on TDS brake disc. Tested same.
Simultaneously M/U BOP NT2 connector. Startet to pressure test BOP to 20/345 bar for 5/10 min.
ROV installed VX ring.
dTimEnd: 2014-02-08T13:30:00+01:00
dTimStart: 2014-02-08T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on Weather.
Meanwhile continued testing BOP to 20/345 bar for 5/10 min. Performed general PMs and cleaned and cleared in drilling areas.
dTimEnd: 2014-02-08T19:00:00+01:00
dTimStart: 2014-02-08T13:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on Weather.
Meanwhile held TBT and pulled Hotstab lines from Moonpool to rigfloor. Function tested Drilling Riser Connector. Held TBT and L/D Connector to deck.
dTimEnd: 2014-02-08T21:30:00+01:00
dTimStart: 2014-02-08T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on Weather.
Tested Kelly hose, lower and upper IBOP to 20/345 bar for 5/10 min. Performed general PMs and cleaned and cleared in drilling areas.
dTimEnd: 2014-02-09T00:00:00+01:00
dTimStart: 2014-02-08T21:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: