Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2016-07-08T00:00:00+02:00 to 2016-07-09T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-09T00:00:00+02:00
dTimDiaHoleStart: 2016-07-08T11:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Finish work on annular BOP
- Rig up cement spool on top of XT
- Bullhead sea water in the well
- Bullhead cement plug through tubing
hpht: 0
md: -999.99
mdCsgLast: 4683.6
mdDiaHoleStart: 3500
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
sum24Hr: - Skidded cantilever from F-1C to F-15D
- Worked on BOP annular to replace adapter ring, meanwhile worked to rig up and test bleed off manifold for F-15C
tightWell: 0
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Prepared for skidding from well F-1C to well F-15D: deck, cantilever, moonpool. Performed TBT prior to skidding. Carried out last preparations prior to skid. Removed stairs to cantilever. Skidded cantilever.
dTimEnd: 2016-07-08T16:30:00+02:00
dTimStart: 2016-07-08T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Stopped skidding due to burst hose on skid cylinder. Changed same.
dTimEnd: 2016-07-08T17:30:00+02:00
dTimStart: 2016-07-08T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Continued skidding cantilever onto F-15D well
dTimEnd: 2016-07-08T18:30:00+02:00
dTimStart: 2016-07-08T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Re-installed stairs on cantilever
dTimEnd: 2016-07-08T19:00:00+02:00
dTimStart: 2016-07-08T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Performed daily maintenance on the drill floor. Respooled rig floor tugger. Started working on changing out slew motor on aft PRS
dTimEnd: 2016-07-08T19:45:00+02:00
dTimStart: 2016-07-08T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prejob meeting for stripping annular BOP for inspection. Prejob meeting for rigging up at XT deck. Worked on changing out slew motor on aft PRS
dTimEnd: 2016-07-08T20:00:00+02:00
dTimStart: 2016-07-08T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued working on annular BOP and rigging up bleed off manifold on XT deck. Worked on changing out slew motor on aft PRS
dTimEnd: 2016-07-08T21:30:00+02:00
dTimStart: 2016-07-08T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed cap and annular element, cleaned surface and replaced adaptor ring. Worked on changing out slew motor on aft PRS
dTimEnd: 2016-07-09T00:00:00+02:00
dTimStart: 2016-07-08T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: