Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-23T00:00:00+02:00 to 2013-10-24T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 8.6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-24T00:00:00+02:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Waiting on weather to pull production riser.

Meanwhile:
RIH w/ 2 7/8" cement stinger on 5 1/2" DP and tag Evo plug at 3050 m.
Circulate and condition well before cement job.
Set P&A cement plug from 3050 m to 2700 m.
Pull out of cement, circ. string clean and POOH w/ cement stinger.
L/O 2 7/8" tubing.
WOC.
hpht: 0
md: 3049
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 65
ropCurrent: -999.99
sum24Hr: Waited on weather to pull production riser.

Meanwhile:
POOH with 9 5/8" Safelock plug from 1010 m to surface.
L/O Safelock plug and RT.
Performed general rig maintenance and housekeeping.
R/U Weatherford equipment for 2 7/8" tubing.
P/U 45 joints 2 7/8" tubing from deck, M/U same and RIH to 420 m.
Changed handling equipment and installed x-over to 5 1/2" DP.
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-23T17:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
dTim: 2013-10-23T10:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
dTim: 2013-10-23T03:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 29
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather to pull production riser.

Meanwhile:
POOH w/ 9 5/8" Safelock plug on 5 1/2" DP from 1010 m to 8 m. Avg. tripping speed 577 m/hr.
dTimEnd: 2013-10-23T01:45:00+02:00
dTimStart: 2013-10-23T00:00:00+02:00
md: 8
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile:
L/D the 9 5/8" Safelock plug including RT.
dTimEnd: 2013-10-23T02:00:00+02:00
dTimStart: 2013-10-23T01:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile:
Cleaned and cleared rig floor.
dTimEnd: 2013-10-23T02:30:00+02:00
dTimStart: 2013-10-23T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather and Weatherford casing crew - Helicopter cancelled due to fog

Meanwhile prepared for running 2 7/8" cement stinger and setting P&A plugs in 7" liner.
dTimEnd: 2013-10-23T07:00:00+02:00
dTimStart: 2013-10-23T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile:
Performed inventory on rig floor and moonpool work aloft locker.
Tested BX elevators with 2 7/8" inserts and 2 7/8" tubing.
Rigged up 2 7/8" auto slips and dog collar.
Performed general rig maintenance.
Repaired netting around cantilever handrails and logging unit deck.
Climbers inspected derrick work basket and manriding winch sheave in crown.

dTimEnd: 2013-10-23T15:00:00+02:00
dTimStart: 2013-10-23T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile:
Lifted equipment to rigfloor.
R/U casing tong, power frame and control equipment and function tested same.
dTimEnd: 2013-10-23T19:00:00+02:00
dTimStart: 2013-10-23T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile:
Picked up, made up and RIH open ended to 420 m w/ 45 joints of 2 7/8" tubing, 10 jnts/hr.
dTimEnd: 2013-10-23T23:30:00+02:00
dTimStart: 2013-10-23T19:00:00+02:00
md: 420
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile:
Changed to 5 1/2" handling equipment. Installed x-over f/ 2 7/8" to 3 1/2" and f/ 3 1/2" to 5 1/2" DP.
dTimEnd: 2013-10-24T00:00:00+02:00
dTimStart: 2013-10-23T23:30:00+02:00
md: 420
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: