Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-05-30T00:00:00+02:00 to 2013-05-31T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-05-31T00:00:00+02:00
dTimDiaHoleStart: 2013-05-28T14:30:00+02:00
diaHole: 12.25
distDrill: 187
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drill 12 1/4" hole to section TD. Circulate hole clean and drop gyro. POOH and R/U csg handling equipment.
hpht: 0
md: 3103
mdCsgLast: 2570.7
mdDiaHoleStart: 2614
mdPlanned: -999.99
mdStrengthForm: 2574
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: POOH with 12 1/4" BHA. L/O mud motor, CoPilot, AutoTrack and 12 1/4" bit. P/U back-up motor, Copilot, AutoTrack and 12 1/4" bit. RIH to 2870 m reamed/washed in hole to 2917 m. Drilled and orientated 12 1/4" hole to 3104 m.
tightWell: 0
tvd: 2739
tvdCsgLast: 2442
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-05-30T20:30:00+02:00
density: 1.28
locationSample: Flowline
md: 3014
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
dTim: 2013-05-30T15:00:00+02:00
density: 1.28
locationSample: Flowline
md: 2917
mudClass: oil based
presBopRating: 345
pv: 34
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11
dTim: 2013-05-30T09:00:00+02:00
density: 1.28
locationSample: Flowline
md: 2917
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 13
dTim: 2013-05-30T01:30:00+02:00
density: 1.28
locationSample: Flowline
md: 3197
mudClass: oil based
presBopRating: 345
pv: 32
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11.5
Pore pressure:
dTim: 2013-05-31T00:00:00+02:00
equivalentMudWeight: .87
md: 2775
readingKind: estimated
dTim: 2013-05-31T00:00:00+02:00
equivalentMudWeight: 1.04
md: 3103
readingKind: estimated
Survey stations:
azi: 79.05
dTim: 2013-05-31T00:00:00+02:00
incl: 61.95
md: 2925.8
tvd: 2655.6
azi: 84.11
dTim: 2013-05-31T00:00:00+02:00
incl: 61.79
md: 2966.3
tvd: 2674.7
azi: 86.52
dTim: 2013-05-31T00:00:00+02:00
incl: 61.93
md: 3005.3
tvd: 2693.1
azi: 90.52
dTim: 2013-05-31T00:00:00+02:00
incl: 61.86
md: 3045.9
tvd: 2712.2
azi: 93.76
dTim: 2013-05-31T00:00:00+02:00
incl: 62.08
md: 3086.2
tvd: 2731.2
Activities:
comments: POOH with 12 1/4"  BHA from 368 m to 286 m.
dTimEnd: 2013-05-30T00:15:00+02:00
dTimStart: 2013-05-30T00:00:00+02:00
md: 286
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flowchecked well for 30 min - Well static
dTimEnd: 2013-05-30T00:45:00+02:00
dTimStart: 2013-05-30T00:15:00+02:00
md: 286
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 12 1/4"  BHA on 5 1/2"  DP/HWDP from 286 m to 125 m.
dTimEnd: 2013-05-30T01:15:00+02:00
dTimStart: 2013-05-30T00:45:00+02:00
md: 125
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed auto slips and installed master bushing.
dTimEnd: 2013-05-30T01:45:00+02:00
dTimStart: 2013-05-30T01:15:00+02:00
md: 125
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 12 1/4"  BHA on 6 5/8"  HWDP from 125 m to 14 m..
dTimEnd: 2013-05-30T03:00:00+02:00
dTimStart: 2013-05-30T01:45:00+02:00
md: 14
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Plugged in and verified MWD tools. L/D mud motor, CoPilot, AutoTrack and 12 1/4" bit.
Bit Gradding: 1-3-WT-N-X-1/16-LT-PA
dTimEnd: 2013-05-30T05:00:00+02:00
dTimStart: 2013-05-30T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and Cleared rig floor.
dTimEnd: 2013-05-30T05:15:00+02:00
dTimStart: 2013-05-30T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: P/U back-up 12 1/4" bit, AutoTrack, CoPilot, mud motor and M/U same.
dTimEnd: 2013-05-30T07:30:00+02:00
dTimStart: 2013-05-30T05:15:00+02:00
md: 25
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Plugged in verified and switched on MWD tools.
dTimEnd: 2013-05-30T08:45:00+02:00
dTimStart: 2013-05-30T07:30:00+02:00
md: 25
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH 12 1/4" BHA on 5 1/2" HWDP from 25 m to 247 m
dTimEnd: 2013-05-30T10:00:00+02:00
dTimStart: 2013-05-30T08:45:00+02:00
md: 247
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed auto slips.
dTimEnd: 2013-05-30T10:15:00+02:00
dTimStart: 2013-05-30T10:00:00+02:00
md: 247
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH with 12 1/4" BHA on 5 1/2" DP filling string every 1000 m from 247 m to 2870 m.
dTimEnd: 2013-05-30T14:15:00+02:00
dTimStart: 2013-05-30T10:15:00+02:00
md: 2870
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Filled string and recorded SCRs.
dTimEnd: 2013-05-30T14:30:00+02:00
dTimStart: 2013-05-30T14:15:00+02:00
md: 2870
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Washed/reamed in hole from 2870 m to 2917 m with 3500 lpm, 225 bar, 20 rpm, 10-13 kNm.
dTimEnd: 2013-05-30T15:30:00+02:00
dTimStart: 2013-05-30T14:30:00+02:00
md: 2917
phase: fixed
proprietaryCode: drilling -- ream
state: ok
stateDetailActivity: success
comments: Drilled and orientated 12 1/4" hole from 2917 m to 3103 with 3800 lpm, 268 bar, 100 rpm, 17-27 kNm, WOB 8-12 MT, ECD 1,30 sg EMW.
Average ROP 22 meter/hour.
dTimEnd: 2013-05-31T00:00:00+02:00
dTimStart: 2013-05-30T15:30:00+02:00
md: 3103
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows:
dTim: 2013-05-31T00:00:00+02:00
lithology: Limestone with minor Marl (Tor Formation)
mdBottom: 3025
mdTop: 2917
tvdBottom: 2702
tvdTop: 2651
dTim: 2013-05-31T00:00:00+02:00
lithology: Limestone with minor Marl (Tor Formation)
mdBottom: 3103
mdTop: 3025
tvdBottom: 2739
tvdTop: 2702