Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-23T00:00:00+01:00 to 2009-02-24T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-24T00:00:00+01:00
dTimDiaHoleStart: 2009-02-18T23:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Make up DHSV and connect cl-line and leak test same. Continue RIH with 7" completion to surface. Space out for tubing hanger and make up same. 
hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 36
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: Continued RIH with 7" completion from 1998m to 2306m. Rejected jnts in total 23.  Made up ASV and one 7" tubing joint above. Spliced electrical and chemical injection lines below/above ASV and tested same. 
tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Damaged 2 boxs when braking the joint above. Rejected 2 joints. Total rejected 22 jnts.
dTimEnd: 2009-02-23T01:00:00+01:00
dTimStart: 2009-02-23T00:00:00+01:00
md: 1784
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Continued RIH with 7" tubing, from 1784m to 1998m. Running speed 43 m/hour. Tested DHPG every 30 min.
dTimEnd: 2009-02-23T06:00:00+01:00
dTimStart: 2009-02-23T01:00:00+01:00
md: 1998
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Continued RIH with 7" tubing, from 1998m to 2306m. Rejected 1 joint. Total rejected 23 jnts. Running speed 53 m/hour. Tested DHPG every 30 min. 

dTimEnd: 2009-02-23T11:45:00+01:00
dTimStart: 2009-02-23T06:00:00+01:00
md: 2306
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box talk made up ASV and one 7" tubing joint above.

dTimEnd: 2009-02-23T14:30:00+01:00
dTimStart: 2009-02-23T11:45:00+01:00
md: 2306
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Spliced electrical and chemical injection lines below ASV. Flushed through and confirmed lines. Blanked redundant line and secured in clamp.

dTimEnd: 2009-02-23T21:30:00+01:00
dTimStart: 2009-02-23T14:30:00+01:00
md: 2317
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran ASV through rotary table. Rigged up ASV control line sheave. Connected blue control line above ASV. Secured lines.

dTimEnd: 2009-02-23T22:30:00+01:00
dTimStart: 2009-02-23T21:30:00+01:00
md: 2317
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Pressure tested ASV to 570bars and spare control line to 345bars for 10 minutes.

dTimEnd: 2009-02-24T00:00:00+01:00
dTimStart: 2009-02-23T22:30:00+01:00
md: 2317
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: