Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2016-08-01T00:00:00+02:00 to 2016-08-02T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-08-02T00:00:00+02:00
dTimDiaHoleStart: 2016-07-30T04:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Perform connector test
- Retrieve BPV plug
- RIH with THRT
- R/U WL and cut tubing
- Pull TH and tubing
- RIH with cutter on 3 1/2" DP and cut tubing below ASV
- RIH with cutter on 3 1/2" DP and cut ASV mandrel
hpht: 0
md: -999.99
mdCsgLast: 3695
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2700
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: - N/D XT and spacer spool
- Installed BPV plug in TH
- Installed communication collar
- Installed surface HP riser
- Skidded BOP and installed diverter
- Attempted to pressure test connector
tightWell: 0
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Closed swab valve and continued bleeding off remaining pressure in well back to cement unit.
Read 274 bar on DHPG, indicating DHSV in closed position.
dTimEnd: 2016-08-01T00:15:00+02:00
dTimStart: 2016-08-01T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rigged up lifting arrangement to lift off cement spool
dTimEnd: 2016-08-01T00:30:00+02:00
dTimStart: 2016-08-01T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Released connection between XT and cement spool.
Lifted cement spool off of XT and landed cement spool in moonpool.
dTimEnd: 2016-08-01T02:00:00+02:00
dTimStart: 2016-08-01T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U BPV plug from HTS.
RIH and installed BPV plug in TH.
Meanwhile: Pressure tested BOP.
dTimEnd: 2016-08-01T02:45:00+02:00
dTimStart: 2016-08-01T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed lifting cap on XT.
R/D and removed production flange from XT.
Meanwhile: Pressured up ASV control line to 520 bar, no pressure increase on A-annulus observed. Pressure tested BOP.
dTimEnd: 2016-08-01T04:00:00+02:00
dTimStart: 2016-08-01T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT with new ongoing crew
dTimEnd: 2016-08-01T04:15:00+02:00
dTimStart: 2016-08-01T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D chicksan and piping from XT
dTimEnd: 2016-08-01T04:30:00+02:00
dTimStart: 2016-08-01T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed instrumentation on XT and R/D scaffolding
dTimEnd: 2016-08-01T05:00:00+02:00
dTimStart: 2016-08-01T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled split hatch. Pulled hatch on nabour well and R/D support beam.
Built scaffolding (fence) around open hatches.
dTimEnd: 2016-08-01T06:00:00+02:00
dTimStart: 2016-08-01T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for lifting XT
dTimEnd: 2016-08-01T06:15:00+02:00
dTimStart: 2016-08-01T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U lifting arrachement on TDS
dTimEnd: 2016-08-01T06:30:00+02:00
dTimStart: 2016-08-01T06:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted XT from XT-deck to moonpool.
Meanwhile: Pulled foxhole
dTimEnd: 2016-08-01T07:00:00+02:00
dTimStart: 2016-08-01T06:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Load transfered XT from TDS to moonpool gantry crane. Moved XT into moonpool and landed on skid.
Secured XT on skid.
Meanwhile: Prepared to lift spool piece from WH.
dTimEnd: 2016-08-01T08:15:00+02:00
dTimStart: 2016-08-01T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed master bushing and hole cover.
dTimEnd: 2016-08-01T08:30:00+02:00
dTimStart: 2016-08-01T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Verified no pressure in TH void ports.
Removed hatck on XT-deck.
Meanwhile: Installed foxhole.
dTimEnd: 2016-08-01T09:30:00+02:00
dTimStart: 2016-08-01T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing and lowered lifting arrangement from TDS. Attached lifting arrangement to spacer spool.
Lifted spacer spool from WH to drill floor and L/D same.
dTimEnd: 2016-08-01T10:15:00+02:00
dTimStart: 2016-08-01T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed support beam and hatches. Installed split hatch on F-14.
Installed master bushing and hole cover.
dTimEnd: 2016-08-01T11:00:00+02:00
dTimStart: 2016-08-01T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cut control lines in multibowl. Prepared to install communication collar.
Installed dart in BPV plug
dTimEnd: 2016-08-01T14:15:00+02:00
dTimStart: 2016-08-01T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed communication collar.
Meanwhile: Pressure tested BOP.
dTimEnd: 2016-08-01T15:30:00+02:00
dTimStart: 2016-08-01T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U surface hi-pressure riser. Attached lifting arrangement to TDS, using double securing.
dTimEnd: 2016-08-01T16:00:00+02:00
dTimStart: 2016-08-01T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed hatch cover in moonpool. Removed master bushing.
Installed scaffolding (fence) around rotary.
dTimEnd: 2016-08-01T16:30:00+02:00
dTimStart: 2016-08-01T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered surface hi-pressure riser onto multibowl.
dTimEnd: 2016-08-01T17:00:00+02:00
dTimStart: 2016-08-01T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Built scaffold around BOP test stump.
Meanwhile: Prepared BOP for moving to well center.
dTimEnd: 2016-08-01T17:45:00+02:00
dTimStart: 2016-08-01T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Disconnected NT2 connector on test stump and removed test mandrel from BOP.
dTimEnd: 2016-08-01T18:30:00+02:00
dTimStart: 2016-08-01T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted BOP from test stump and moved BOP approximately 1m towards well center.
dTimEnd: 2016-08-01T19:00:00+02:00
dTimStart: 2016-08-01T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for inspecting NT2 connector
dTimEnd: 2016-08-01T19:15:00+02:00
dTimStart: 2016-08-01T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Inspected NT2 connector.
Meanwhile: Built scaffolding around HP riser in moonpool. Cleaned and cleared moonpool. Removed flange from kill wing on XT.
dTimEnd: 2016-08-01T21:30:00+02:00
dTimStart: 2016-08-01T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for skidding BOP
dTimEnd: 2016-08-01T21:45:00+02:00
dTimStart: 2016-08-01T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Skidded BOP over well center. Installed seal ring.
Landed BOP on connector.
dTimEnd: 2016-08-01T22:15:00+02:00
dTimStart: 2016-08-01T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed slick joint.
dTimEnd: 2016-08-01T22:45:00+02:00
dTimStart: 2016-08-01T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed master bushing.
Lifted diverter with TDS. Removed master bushing and lowered diverter.
dTimEnd: 2016-08-02T00:00:00+02:00
dTimStart: 2016-08-01T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: