Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2007-11-05T00:00:00+01:00 to 2007-11-06T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-11-06T00:00:00+01:00
dTimDiaHoleStart: 2007-10-23T08:30:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Operation moved to F-14.
hpht: 0
md: 2770
mdCsgLast: 2760.5
mdDiaHoleStart: 1363
mdPlanned: -999.99
mdStrengthForm: 1363
presTestType: formation integrity test
reportNo: 30
ropCurrent: -999.99
strengthForm: 1.53
sum24Hr: Started changing wires on PRS. Skidded rig to F-14.
tightWell: 0
tvd: 2607.6
tvdCsgLast: 2598.7
tvdStrengthForm: 1336.5
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2007-11-05T21:00:00+01:00
density: 1.4
locationSample: Active pit
md: 2770
mudClass: oil based
presBopRating: 0
pv: 30
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10.5
Pore pressure:
dTim: 2007-11-06T00:00:00+01:00
equivalentMudWeight: 1.03
md: 2770
readingKind: estimated
Survey stations:
Activities:
comments: Continued removing scaffolding in moonpool and on X-mas tree deck. Installed hatch on F-4
dTimEnd: 2007-11-05T02:00:00+01:00
dTimStart: 2007-11-05T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Started changing wires on aft PRS. Meanwhile prepared for skidding rig to F-14.
dTimEnd: 2007-11-05T06:00:00+01:00
dTimStart: 2007-11-05T02:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Continued changing wires on aft PRS. Meanwhile prepared for skidding rig to F-14 and cleaned pits. Operation continues on F-14.
dTimEnd: 2007-11-05T11:00:00+01:00
dTimStart: 2007-11-05T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
Lithology and shows: