Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2010-09-11T00:00:00+02:00 to 2010-09-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2010-09-12T00:00:00+02:00
dTimDiaHoleStart: 2010-09-10T15:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Complete rig-up and RIH with PLT.

Expected status at 06:00 hrs: Running PLT.
hpht: 0
md: -999.99
mdCsgLast: 3695
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Prepared WL equipment for rig-up and tested PLT and Tractor. Handed well over to well service. Rigged up lower riser and BOP.
tightWell: 0
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Made up Grease Injection Head with 7/16" cable.. Meanwhile moved WL BOP to moon pool area and started to hook up electricity to AWS equipment.
dTimEnd: 2010-09-11T02:45:00+02:00
dTimStart: 2010-09-11T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box meeting prior to assemble the lubricator and riser.
dTimEnd: 2010-09-11T03:00:00+02:00
dTimStart: 2010-09-11T02:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Assembled lubricator and riser on rig floor. Meanwhile built cable head and megged same.
dTimEnd: 2010-09-11T06:00:00+02:00
dTimStart: 2010-09-11T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Assembled lubricator and riser on rig floor.
dTimEnd: 2010-09-11T07:30:00+02:00
dTimStart: 2010-09-11T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: All personnel mustered to life boat drill and attended OIM's HSE meeting.
dTimEnd: 2010-09-11T09:15:00+02:00
dTimStart: 2010-09-11T07:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
comments: Prepared hoses for BOP, hooked up remote control unit in WL winch and completed lubricator.
dTimEnd: 2010-09-11T11:30:00+02:00
dTimStart: 2010-09-11T09:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Tested PLT and 2 1/8" Tractor (Primary and back-up).
dTimEnd: 2010-09-11T17:45:00+02:00
dTimStart: 2010-09-11T11:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Completed hook up of electric power to winch power pack.
dTimEnd: 2010-09-11T19:00:00+02:00
dTimStart: 2010-09-11T17:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Hooked up hoses to GIH and prepared hoses for local control of HMV and DHSV, while production dept. prepared well for handover to well service.
dTimEnd: 2010-09-12T00:00:00+02:00
dTimStart: 2010-09-11T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: