Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-06T00:00:00+01:00 to 2014-03-07T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-07T00:00:00+01:00
dTimDiaHoleStart: 2014-03-03T18:15:00+01:00
diaHole: 12.25
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 9 5/8" casing from 2337 m to 2410 m.
Change handling equipment to 10 3/4".
M/U x-over joint and RIH with 10 3/4" casing stands from derrick.
M/U liner hanger, RIH and land casing.
Cement casing in place.
hpht: 0
md: 3056
mdCsgLast: 2507.7
mdDiaHoleStart: 2517
mdPlanned: -999.99
mdStrengthForm: 2517
presTestType: formation integrity test
reportNo: 14
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: M/U 9 5/8" shoe track.
RIH with 9 5/8" casing stands from derrick to 936 m.
P/U and RIH with 9 5/8" casing joints from deck from 936 m to 2337 m.
tightWell: 0
tvd: 2873.1
tvdCsgLast: 2445.8
tvdStrengthForm: 2454.8
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-06T20:00:00+01:00
density: 1.28
locationSample: Active pit
md: 3056
mudClass: oil based
presBopRating: 345
pv: 34
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
dTim: 2014-03-06T03:00:00+01:00
density: 1.28
locationSample: Active pit
md: 3056
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 9.5
dTim: 2014-03-06T12:00:00+01:00
density: 1.28
locationSample: Reserve pit
md: 3056
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
Pore pressure:
Survey stations:
Activities:
comments: Filled shoe track. P/U 9 5/8" centralized stand #8 from derrick. M/U same to shoe track. RIH from 38 to 75 m.
dTimEnd: 2014-03-06T00:30:00+01:00
dTimStart: 2014-03-06T00:00:00+01:00
md: 75
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" 53,5 ppf P110 VamTop casing stands from 75 m to 518 m (8 stands with centralizers). Filled casing every stand. Average running rate 11 joints/hr.
dTimEnd: 2014-03-06T04:00:00+01:00
dTimStart: 2014-03-06T00:30:00+01:00
md: 518
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" casing stands from 518 m to 924 m. Filled casing every stand. Average running rate 18 joints/hr.
dTimEnd: 2014-03-06T06:00:00+01:00
dTimStart: 2014-03-06T04:00:00+01:00
md: 924
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed rollers on HTS. Checked and serviced Weatherford tong. Greased and checked elevators and PDM.
dTimEnd: 2014-03-06T06:45:00+01:00
dTimStart: 2014-03-06T06:00:00+01:00
md: 924
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U joint from deck and RIH with 9 5/8" casing from 924 m to 936 m.
dTimEnd: 2014-03-06T07:00:00+01:00
dTimStart: 2014-03-06T06:45:00+01:00
md: 936
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed TBT with new crew for running 9 5/8" casing from deck.
dTimEnd: 2014-03-06T07:15:00+01:00
dTimStart: 2014-03-06T07:00:00+01:00
md: 936
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8"  53,2 ppf P110 VamTop casing from 936 m to 2005 m. Filled casing every 5th joint. Average running rate 7,6 joints/hr.
dTimEnd: 2014-03-06T19:00:00+01:00
dTimStart: 2014-03-06T07:15:00+01:00
md: 2005
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed TBT with new crew for running 9 5/8" casing from deck.
dTimEnd: 2014-03-06T19:15:00+01:00
dTimStart: 2014-03-06T19:00:00+01:00
md: 2005
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" casing from 2005 m to 2029 m.
dTimEnd: 2014-03-06T19:30:00+01:00
dTimStart: 2014-03-06T19:15:00+01:00
md: 2029
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed rollers and turned PDM head to pick up casing from starboard forward bay on cantilever.
dTimEnd: 2014-03-06T20:30:00+01:00
dTimStart: 2014-03-06T19:30:00+01:00
md: 2029
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" 53,5 ppf P110 VamTop casing from 2029 m to 2337 m. Filled casing every 5th joint. Average running rate 7,3 joints/hr.
dTimEnd: 2014-03-07T00:00:00+01:00
dTimStart: 2014-03-06T20:30:00+01:00
md: 2337
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: