Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-20T00:00:00+02:00 to 2013-09-21T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-21T00:00:00+02:00
dTimDiaHoleStart: 2013-09-12T18:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Cut production riser.
Install multi bowl and surface riser.
Nipple up BOP.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 22
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Landed Production riser.
Pressure tested production riser.
Installed Riser Tension system.

tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-20T20:30:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued to remove riser guide funnel.
dTimEnd: 2013-09-20T00:30:00+02:00
dTimStart: 2013-09-20T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered hot stab and connected same to tieback connector using ROV.
dTimEnd: 2013-09-20T01:15:00+02:00
dTimStart: 2013-09-20T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed off tieback connector on wellhead with 15 Ton.
Locked connector by applying 3000 psi until stroke indicator indicated fully set.
dTimEnd: 2013-09-20T02:30:00+02:00
dTimStart: 2013-09-20T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed 10 Ton overpull test to verify connector fully latched.
dTimEnd: 2013-09-20T02:45:00+02:00
dTimStart: 2013-09-20T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Recovered riser guide funnel to deck.

Att: 04:15 hrs started production as per SIMOPS procedure.

Meanwhile:
Removed riser spider from rotary.
Filled riser.
Confirmed line up from cement unit and tested lines to 20 / 200 bar - 5 / 10 min.
dTimEnd: 2013-09-20T04:15:00+02:00
dTimStart: 2013-09-20T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested production riser to 20 / 200 bar - 5 / 10 min.
Pumped 670 liter. 
Took 650 liter return.
dTimEnd: 2013-09-20T05:30:00+02:00
dTimStart: 2013-09-20T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Flushed tieback connector control lines.
Sat all valves to parking position.
Recovered hot stab.
dTimEnd: 2013-09-20T06:15:00+02:00
dTimStart: 2013-09-20T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Retrived guide line wires to surface.
dTimEnd: 2013-09-20T08:00:00+02:00
dTimStart: 2013-09-20T06:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed riser centralizers, tension ring and tension cylinders.
dTimEnd: 2013-09-20T14:30:00+02:00
dTimStart: 2013-09-20T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting.
Performed 3D survey to verify correct cutting height of production riser.
dTimEnd: 2013-09-20T16:45:00+02:00
dTimStart: 2013-09-20T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited on parts for cutting tool.

Meanwhile performed planned maintenance and housekeeping.
Moved multi bowl to drill floor.
Transferred X-mass tree from deck to moonpool.
dTimEnd: 2013-09-21T00:00:00+02:00
dTimStart: 2013-09-20T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
Lithology and shows: