Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-23T00:00:00+01:00 to 2014-03-24T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-24T00:00:00+01:00
dTimDiaHoleStart: 2014-03-22T11:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Wait on Weather.
Disconnect and pull HPDR.
Run Production Riser.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 31
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Waiting on weather window for pulling HPDR.
Meanwhile tested BOP and manifolds and performed maintenance. 
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-23T21:00:00+01:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Waited on Weather window (12 hrs) for disconnecting and pulling HPDR.
Meanwhile performed maintenance jobs and continued to change out wire on aft PRS.
Installed 2 guidewires.
dTimEnd: 2014-03-23T06:00:00+01:00
dTimStart: 2014-03-23T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on Weather window (12 hrs) for disconnecting and pulling HPDR.
Meanwhile performed maintenance jobs and pressure tested BOP and manifolds to 20/345bar 5/10min. Spotted Well Partner equipment on rig floor.
dTimEnd: 2014-03-24T00:00:00+01:00
dTimStart: 2014-03-23T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: