Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-11-07T00:00:00+01:00 to 2013-11-08T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 10.6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-11-08T00:00:00+01:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Perform 13 3/8" seal assembly dummy run.
Set kickoff plug.
hpht: 0
md: 2637
mdCsgLast: 1368.4
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 80
ropCurrent: -999.99
sum24Hr: Retrieved 13 3/8" casing.
tightWell: 0
tvdCsgLast: 1340.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-11-07T21:00:00+01:00
density: -999.99
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8.5
Pore pressure:
Survey stations:
Activities:
comments: Circulated 13 3/8" x 20" annulus to 1,40 sg OBM with 2020 liter/min, 26-28 bar.
dTimEnd: 2013-11-07T02:30:00+01:00
dTimStart: 2013-11-07T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Flow checked well, static.
dTimEnd: 2013-11-07T03:00:00+01:00
dTimStart: 2013-11-07T02:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Pumped 4 m3 - 1,70 sg slug.
dTimEnd: 2013-11-07T03:30:00+01:00
dTimStart: 2013-11-07T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH with 13 3/8" casing on 5 1/2" DP from 1422 m to 1284 m.
Set hanger in slips.
Picked up and released spear from hanger.
Laid out spear assembly to cantilever.
dTimEnd: 2013-11-07T05:00:00+01:00
dTimStart: 2013-11-07T03:30:00+01:00
md: 1284
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Rigged up 13 3/8" casing handling equipment.
dTimEnd: 2013-11-07T07:15:00+01:00
dTimStart: 2013-11-07T05:00:00+01:00
md: 1284
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with oncoming crews.
dTimEnd: 2013-11-07T07:30:00+01:00
dTimStart: 2013-11-07T07:15:00+01:00
md: 1284
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH 13 3/8" hanger, broke out and laid down same.
dTimEnd: 2013-11-07T07:45:00+01:00
dTimStart: 2013-11-07T07:30:00+01:00
md: 1272
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH with 13 3/8" casing from 1272 m to 823 m.
Average pulling speed 7,1 joints/hr.
dTimEnd: 2013-11-07T13:00:00+01:00
dTimStart: 2013-11-07T07:45:00+01:00
md: 823
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Checked and serviced casing handling equipment.
dTimEnd: 2013-11-07T13:15:00+01:00
dTimStart: 2013-11-07T13:00:00+01:00
md: 823
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with 13 3/8" casing from 823 m to 618 m.
Average pulling speed 11,4 joints/hr.
dTimEnd: 2013-11-07T14:45:00+01:00
dTimStart: 2013-11-07T13:15:00+01:00
md: 618
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Serviced and lubricated casing handling equipment.
dTimEnd: 2013-11-07T15:00:00+01:00
dTimStart: 2013-11-07T14:45:00+01:00
md: 618
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with 13 3/8" casing from 618 m to surface.
Average pulling speed 9,4 joints/hr.
dTimEnd: 2013-11-07T20:30:00+01:00
dTimStart: 2013-11-07T15:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Rigged down casing handling equipment.
dTimEnd: 2013-11-07T21:45:00+01:00
dTimStart: 2013-11-07T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Picked up seal assembly RT with "used" seal assembly (White painted).
RIH with seal assembly to below BOP.
POOH with seal assembly and inspected same, no damage observed.
RIH with seal assembly to 137 meter, hang up on shear seal, sat down 12 Ton.


dTimEnd: 2013-11-08T00:00:00+01:00
dTimStart: 2013-11-07T21:45:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
Lithology and shows: