Daily Drilling Report
Well: NO 15/9-F-1
Report period: 2013-08-02T00:00:00+02:00 to 2013-08-03T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-28T00:00:00+01:00
dateDrillComplete: 2013-08-20
daysBehind: 3.3
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-08-03T00:00:00+02:00
dTimDiaHoleStart: 2013-07-23T02:30:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pressure test riser.
Set bore protector.
Make up 17 1/2" bottom hole assembly.
Drill out cement and clean out rat hole.

hpht: 0
md: 1355
mdCsgLast: 1348.4
mdDiaHoleStart: 226
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 17
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Ran in and landed riser on wellhead.
Pressure tested riser and connector to 100 bar for 10 minutes.
Installed centralizers, tension ring and cylinders.
Disengaged claxton tool and laid out same to deck.
tightWell: 0
tvd: 1343
tvdCsgLast: 1336.4
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 139.1
Drilling fluid:
dTim: 2013-08-02T20:00:00+02:00
density: 1.03
locationSample: Flowline
md: -999.99
mudClass: water based
presBopRating: 0
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
dTim: 2013-08-02T21:00:00+02:00
density: 1.4
locationSample: Active pit
md: -999.99
mudClass: oil based
presBopRating: 0
pv: 36
type: Enviromul Yellow
visFunnel: -999.99
yp: 8.5
Pore pressure:
dTim: 2013-08-03T00:00:00+02:00
equivalentMudWeight: .98
md: 1355
readingKind: estimated
Survey stations:
Activities:
comments: Ran in hole with riser from 136m to 137m. 
Entered riser guide funnel. Continued running in from 137m to top of wellhead. 
Rigged up tugger from moonpool to remove riser guide funnel.
dTimEnd: 2013-08-02T01:30:00+02:00
dTimStart: 2013-08-02T00:00:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Connected tugger to guide funnel and released hatch lock to disconnect riser guide funnel.
dTimEnd: 2013-08-02T02:00:00+02:00
dTimStart: 2013-08-02T01:30:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered hotstab connector to seabed. Removed dummy stab and installed hotstab. Switched connector valves to run-position.
dTimEnd: 2013-08-02T02:45:00+02:00
dTimStart: 2013-08-02T02:00:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed connector on wellhead and set down 20MT weight. Pressured up to 3000 psi until indicator rods in closed position.
dTimEnd: 2013-08-02T04:15:00+02:00
dTimStart: 2013-08-02T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pull test by applying 15MT overpull on riser - ok.
Filled riser while venting through open outlet on claxton tool.

dTimEnd: 2013-08-02T05:00:00+02:00
dTimStart: 2013-08-02T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared to install centralizers, tension ring and cylinders. 

Meanwhile: Lined up to pressure test well with cement unit. Performed line test to 100 bar for 10 minutes - ok. Built scaffolding around riser. Installed cap on claxton waco outlet.

dTimEnd: 2013-08-02T06:00:00+02:00
dTimStart: 2013-08-02T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed centralizers and boat collision tool.
dTimEnd: 2013-08-02T09:15:00+02:00
dTimStart: 2013-08-02T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested riser and connector to 100 bar for 10 minutes - ok. Pumped a total of 1200 liters, bled 1200 liters back.
dTimEnd: 2013-08-02T10:00:00+02:00
dTimStart: 2013-08-02T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed tension ring and cylinders.
dTimEnd: 2013-08-02T18:15:00+02:00
dTimStart: 2013-08-02T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Tranferred riser weight to cylinders. Tensioned up riser to 150MT.
dTimEnd: 2013-08-02T18:30:00+02:00
dTimStart: 2013-08-02T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned and tidied well head area and prepared to disengage claxton tool.
dTimEnd: 2013-08-02T19:00:00+02:00
dTimStart: 2013-08-02T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to disengage claxton tool.
dTimEnd: 2013-08-02T19:15:00+02:00
dTimStart: 2013-08-02T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Spotted claxton control reel on drill floor. Installed control wire sheave.

Meanwhile: Changed fittings on claxton tool.
dTimEnd: 2013-08-02T19:45:00+02:00
dTimStart: 2013-08-02T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up air hoses to claxton control line reel. Ran hoses through rotary and installed same on claxton tool.
dTimEnd: 2013-08-02T20:00:00+02:00
dTimStart: 2013-08-02T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Set down 5MT on claxton tool. Pressure up and disengaged claxton running tool. Picked up same and installed split bushings. Set claxton tool in slips. Broke out stand and racked back in derrick.
dTimEnd: 2013-08-02T20:45:00+02:00
dTimStart: 2013-08-02T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up pup joint to claxton tool. Removed outer bushings and outer ring. Picked up claxton tool to clear of rotary.
dTimEnd: 2013-08-02T21:30:00+02:00
dTimStart: 2013-08-02T20:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed outer ring and bushings.
dTimEnd: 2013-08-02T21:45:00+02:00
dTimStart: 2013-08-02T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to lay out claxton tool.
dTimEnd: 2013-08-02T22:00:00+02:00
dTimStart: 2013-08-02T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke out pup joint and laid out claxton tool to cantilever.
dTimEnd: 2013-08-02T22:45:00+02:00
dTimStart: 2013-08-02T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared to nipple up BOP. Rigged up to pressure test IBOPs. Modified scaffolding in moonpool.
dTimEnd: 2013-08-03T00:00:00+02:00
dTimStart: 2013-08-02T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: