Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-19T00:00:00+02:00 to 2013-09-20T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-20T00:00:00+02:00
dTimDiaHoleStart: 2013-09-12T18:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Land and lock production riser.
Install Centralisers, boat collision stol and tensioner system.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 21
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Ran production riser.
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-19T20:30:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Installed guide wires and ROV hooks.
dTimEnd: 2013-09-19T00:15:00+02:00
dTimStart: 2013-09-19T00:00:00+02:00
md: 38
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up standard riser joint #2 and made up to riser joint #1. 
Inspected seal faces and installed IX-14 ring gasket.
Made up flange connection with bolt tensioner.
Pressure tested flange connection to 3000 psi through test port, ok.
Installed fairings.

dTimEnd: 2013-09-19T01:45:00+02:00
dTimStart: 2013-09-19T00:15:00+02:00
md: 38
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran guideline wires to seabed and attached same to template.
dTimEnd: 2013-09-19T02:15:00+02:00
dTimStart: 2013-09-19T01:45:00+02:00
md: 38
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waiting on weather.

Time:     Significant waveheight:     Wind speed:
03:00     2,5 m                                  22,0 kt
06:00     2,2 m                                  16,0 kt
09:00     2,1 m                                  10,0 kt     

Meanwhile performing planned maintenance and housekeeping.
Replaced faulty fingers in DP fingerboard.
Performed pre-job meeting prior to run production riser.


dTimEnd: 2013-09-19T10:00:00+02:00
dTimStart: 2013-09-19T02:15:00+02:00
md: 38
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Picked up standard riser joint #3 and made up to riser joint #2. 
Inspected seal faces and installed IX-14 ring gasket.
Made up flange connection with bolt tensioner.
Pressure tested flange connection to 3000 psi through test port, ok.
Held pre-job meeting prior to run through splash zone.
Lowered riser through splash zone and sat in riser spider.
Installed fairings.
dTimEnd: 2013-09-19T12:00:00+02:00
dTimStart: 2013-09-19T10:00:00+02:00
md: 67
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up standard riser joint #4 and made up to riser joint #3. 
Inspected seal faces and installed IX-14 ring gasket.
Made up flange connection with bolt tensioner.
Pressure tested flange connection to 3000 psi through test port, ok.
Lowered riser and sat in riser spider.
Installed fairings.
dTimEnd: 2013-09-19T13:30:00+02:00
dTimStart: 2013-09-19T12:00:00+02:00
md: 81
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up riser splash zone joint and made up to riser joint #4. 
Inspected seal faces and installed IX-14 ring gasket.
Made up flange connection with bolt tensioner.
Pressure tested flange connection to 3000 psi through test port, ok.
Lowered riser and sat in riser spider.
Installed fairings.
dTimEnd: 2013-09-19T14:45:00+02:00
dTimStart: 2013-09-19T13:30:00+02:00
md: 96
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up upper riser pup joint and made up to riser splash zone joint. 
Inspected seal faces and installed IX-14 ring gasket.
Made up flange connection with bolt tensioner.
Pressure tested flange connection to 3000 psi through test port, ok.
Lowered riser and sat in riser spider.
Installed fairings.
dTimEnd: 2013-09-19T16:00:00+02:00
dTimStart: 2013-09-19T14:45:00+02:00
md: 102
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up riser tension joint and made up to splash zone joint. 
Inspected seal faces and installed IX-14 ring gasket.
Made up flange connection with bolt tensioner.
Pressure tested flange connection to 3000 psi through test port, ok.
Lowered riser and sat in riser spider.
Installed fairings.
dTimEnd: 2013-09-19T18:15:00+02:00
dTimStart: 2013-09-19T16:00:00+02:00
md: 119
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected riser running tool from riser tension joint and cleaned seal face.
dTimEnd: 2013-09-19T18:30:00+02:00
dTimStart: 2013-09-19T18:15:00+02:00
md: 119
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up pre-made landing string.
dTimEnd: 2013-09-19T19:00:00+02:00
dTimStart: 2013-09-19T18:30:00+02:00
md: 119
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with oncoming crews.
dTimEnd: 2013-09-19T19:15:00+02:00
dTimStart: 2013-09-19T19:00:00+02:00
md: 119
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up pre-made riser running tool to tension joint.
dTimEnd: 2013-09-19T20:00:00+02:00
dTimStart: 2013-09-19T19:15:00+02:00
md: 119
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to landing production riser.
dTimEnd: 2013-09-19T20:15:00+02:00
dTimStart: 2013-09-19T20:00:00+02:00
md: 119
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up TDS to riser running tool and removed hang off plates.
dTimEnd: 2013-09-19T20:30:00+02:00
dTimStart: 2013-09-19T20:15:00+02:00
md: 119
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered riser to safe distance above riser landing guide funnel. 
Verified VGX ring installed with ROV.
Stabbed riser into vertical guide and onto WH.

dTimEnd: 2013-09-19T22:00:00+02:00
dTimStart: 2013-09-19T20:30:00+02:00
md: 138
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed riser guide funnel.
dTimEnd: 2013-09-20T00:00:00+02:00
dTimStart: 2013-09-19T22:00:00+02:00
md: 138
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: