Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-05T00:00:00+01:00 to 2014-03-06T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-06T00:00:00+01:00
dTimDiaHoleStart: 2014-03-03T18:15:00+01:00
diaHole: 12.25
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: M/U and RIH with 9 5/8" casing stands from derrick to 924 m.
P/U and RIH with 9 5/8" casing joints from deck to 2410 m.
RIH with 10 3/4" casing stands from derrick to 2908 m, M/U casing hanger.
RIH on 5 1/2" HWDP and land casing.
hpht: 0
md: 3056
mdCsgLast: 2507.7
mdDiaHoleStart: 2517
mdPlanned: -999.99
mdStrengthForm: 2517
presTestType: formation integrity test
reportNo: 13
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Circulated hole clean at section TD 3056 m MD.
POOH with 12 1/4" BHA and L/O same.
Retrieved wearbushing and jetted wellhead area.
R/U casing handling equipment.
P/U and M/U 9 5/8" shoe track.
tightWell: 0
tvd: 2873.1
tvdCsgLast: 2445.8
tvdStrengthForm: 2454.8
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-05T20:00:00+01:00
density: 1.28
locationSample: Active pit
md: 3056
mudClass: oil based
presBopRating: 345
pv: 34
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
dTim: 2014-03-05T14:00:00+01:00
density: 1.28
locationSample: Active pit
md: 3056
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 9.5
dTim: 2014-03-05T02:30:00+01:00
density: 1.28
locationSample: Flowline
md: 3056
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
Pore pressure:
Survey stations:
Activities:
comments: Circulated hole clean with 3880 lpm, 242 bar, 140 rpm, 11-16 kNm, ECD 1,31 SG. Max gas 0,1%. Circulated total 1 B/U, 207 m3. Downlink ribs off.
dTimEnd: 2014-03-05T01:15:00+01:00
dTimStart: 2014-03-05T00:00:00+01:00
md: 3056
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Flow checked well. Well static.
North Purpose  alongside. Connected hose to boat. Swaco started to back load cuttings from Iso tanks. Started to take onboard casing.

dTimEnd: 2014-03-05T01:30:00+01:00
dTimStart: 2014-03-05T01:15:00+01:00
md: 3056
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pulled back to 3042 m. Set slips, B/O DP single and retracted TDS prior to drop gyro. Problem with Gyro communication prior to P/U. M/U DP single.
dTimEnd: 2014-03-05T02:00:00+01:00
dTimStart: 2014-03-05T01:30:00+01:00
md: 3042
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Circulated hole clean with 3880 lpm, 245 bar, 40 rpm, ECD 1,31 SG. Max gas 0,1%.
Meanwhile troubleshoot on gyro. No success.
dTimEnd: 2014-03-05T03:00:00+01:00
dTimStart: 2014-03-05T02:00:00+01:00
md: 3042
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Pulled back to 3017 m. B/O TDS and racked stand.
dTimEnd: 2014-03-05T03:30:00+01:00
dTimStart: 2014-03-05T03:00:00+01:00
md: 3017
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flow checked well for 15 min. Well static.
dTimEnd: 2014-03-05T03:45:00+01:00
dTimStart: 2014-03-05T03:30:00+01:00
md: 3017
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 12 1/4" BHA from  3017 m to 2923 m. Pulled 5 stands wet.
dTimEnd: 2014-03-05T04:15:00+01:00
dTimStart: 2014-03-05T03:45:00+01:00
md: 2923
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: M/U TDS pumped 4 m3 slug, chased same with 4.5 m3 1.28 SG mud.
dTimEnd: 2014-03-05T04:45:00+01:00
dTimStart: 2014-03-05T04:15:00+01:00
md: 2923
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 12 1/4" BHA from  2923 m to 2491 m inside 13 3/8" shoe. Tight spot at 2811 - 2795 m, 20 - 25 Mt overpull.
dTimEnd: 2014-03-05T05:45:00+01:00
dTimStart: 2014-03-05T04:45:00+01:00
md: 2491
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flow checked well for 15 min. Well static.
dTimEnd: 2014-03-05T06:00:00+01:00
dTimStart: 2014-03-05T05:45:00+01:00
md: 2491
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH w/ 12 1/4"  BHA on 5 1/2" DP from 2491 m to 2126 m.
dTimEnd: 2014-03-05T06:45:00+01:00
dTimStart: 2014-03-05T06:00:00+01:00
md: 2126
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: M/U TDS and pumped 4 m3 1,61 sg slug and chased same with OBM.
dTimEnd: 2014-03-05T07:00:00+01:00
dTimStart: 2014-03-05T06:45:00+01:00
md: 2126
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH w/ 12 1/4" BHA on 5 1/2" DP from 2126 m to 232 m.  Avg. tripping speed 758 m/hr.
dTimEnd: 2014-03-05T09:30:00+01:00
dTimStart: 2014-03-05T07:00:00+01:00
md: 232
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min. Well static.

Meanwhile held TBT for POOH and L/O 12 1/4" BHA.
dTimEnd: 2014-03-05T09:45:00+01:00
dTimStart: 2014-03-05T09:30:00+01:00
md: 232
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 12 1/4" BHA. R/B HWDP stands.
dTimEnd: 2014-03-05T10:00:00+01:00
dTimStart: 2014-03-05T09:45:00+01:00
md: 70
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed PS21 slips and installed master bushings.
dTimEnd: 2014-03-05T10:15:00+01:00
dTimStart: 2014-03-05T10:00:00+01:00
md: 70
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH with 12 1/4" BHA. R/B and L/O as per Baker DD instructions.
dTimEnd: 2014-03-05T11:30:00+01:00
dTimStart: 2014-03-05T10:15:00+01:00
md: 30
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Plugged into OnTrak and CoPilot and downloaded memory data.
dTimEnd: 2014-03-05T12:45:00+01:00
dTimStart: 2014-03-05T11:30:00+01:00
md: 30
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: L/D 12 1/4" BHA modules as per Baker DD instructions. Drained motor prior to L/O.
dTimEnd: 2014-03-05T14:30:00+01:00
dTimStart: 2014-03-05T12:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rigfloor.
dTimEnd: 2014-03-05T14:45:00+01:00
dTimStart: 2014-03-05T14:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for retrieving wearbushing.
dTimEnd: 2014-03-05T15:00:00+01:00
dTimStart: 2014-03-05T14:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U jet sub and WBRRT. Function tested same and RIH to 132 m.
dTimEnd: 2014-03-05T15:30:00+01:00
dTimStart: 2014-03-05T15:00:00+01:00
md: 132
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U TDS and jetted wellhead area from 138 m to 142 m. 1700 l/min, 12 bar. Made 3 passes.
dTimEnd: 2014-03-05T16:00:00+01:00
dTimStart: 2014-03-05T15:30:00+01:00
md: 142
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH from 142 m to 186 m. Engaged WB at 138 m and released same as per GE Vetco instructions with 120 Mt on weight indicator.
dTimEnd: 2014-03-05T16:15:00+01:00
dTimStart: 2014-03-05T16:00:00+01:00
md: 186
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: B/O TDS and installed 2 7/8" drift.
dTimEnd: 2014-03-05T16:30:00+01:00
dTimStart: 2014-03-05T16:15:00+01:00
md: 186
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH from 186 m to 138 m. Jetted wearbushing setting area with 1700 l/min, 13 bar. Made 3 passes.
dTimEnd: 2014-03-05T17:00:00+01:00
dTimStart: 2014-03-05T16:30:00+01:00
md: 138
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH to 50 m, removed bushings. Disengaged wearbushing and L/O same. Re-set WBRRT and L/O same. POOH to surface and L/O jet sub assy.
dTimEnd: 2014-03-05T18:15:00+01:00
dTimStart: 2014-03-05T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U HWDP stand, RIH, B/O and L/O single on deck.
dTimEnd: 2014-03-05T18:45:00+01:00
dTimStart: 2014-03-05T18:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed TBT for P/U and R/B casing hanger.
dTimEnd: 2014-03-05T19:00:00+01:00
dTimStart: 2014-03-05T18:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U casing hanger. M/U to double HWDP and racked back in derrick.
dTimEnd: 2014-03-05T19:45:00+01:00
dTimStart: 2014-03-05T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed TBT for manriding. Meanwhile cleared and cleaned rig floor.
dTimEnd: 2014-03-05T20:00:00+01:00
dTimStart: 2014-03-05T19:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed manriding and serviced drilling equipment.
dTimEnd: 2014-03-05T20:30:00+01:00
dTimStart: 2014-03-05T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for R/U casing running equipment.
dTimEnd: 2014-03-05T20:45:00+01:00
dTimStart: 2014-03-05T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/U handling equipment for 9 5/8" casing. Installed pumping sub on TDS. Installed 9 5/8" elevator inserts.
Moved Weatherford powertong into position and installed same. Prepared swedges/FOSV.
Installed FMS.
dTimEnd: 2014-03-05T22:45:00+01:00
dTimStart: 2014-03-05T20:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed TBT for running 9 5/8" x 10 3/4" casing.
dTimEnd: 2014-03-05T23:00:00+01:00
dTimStart: 2014-03-05T22:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U 9 5/8" shoe joint from HTS. Checked float shoe for flow-through. M/U shoe joint and intermediate/landing collar double from derrick. Thread locked connection.
dTimEnd: 2014-03-06T00:00:00+01:00
dTimStart: 2014-03-05T23:00:00+01:00
md: 38
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: