Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2007-12-21T00:00:00+01:00 to 2007-12-22T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-12-22T00:00:00+01:00
dTimDiaHoleStart: 2007-12-18T02:30:00+01:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH and install the 18 3/4" Well Head and cement same. Release landing string and POOH and lay out same. Prepare and skid Cantiler over F-15. 
hpht: 0
md: 1415
mdCsgLast: 1404.7
mdDiaHoleStart: 226
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 9
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Racked back the 17½" BHA. Rigged up the 13 3/8" casing handling equipment and FAC tool. RIH with 13 3/8" casing from to 1250 m, filling every casing joint. Started changing to 5½" handling equipment.
tightWell: 0
tvd: 1346
tvdCsgLast: 1340.3
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-12-21T19:00:00+01:00
density: 1.4
locationSample: Reserve pit
md: 1415
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 132
yp: -999.99
dTim: 2007-12-21T15:00:00+01:00
density: 1.05
locationSample: Reserve pit
md: 1322
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 139
yp: -999.99
Pore pressure:
dTim: 2007-12-22T00:00:00+01:00
equivalentMudWeight: 1.03
md: 1415
readingKind: estimated
Survey stations:
Activities:
comments: Continued POOH with 17½" BHA from 720 m to 122 m. Tight spots at 519 m and 481 m, pulled through with 10 -15 MT overpull.
dTimEnd: 2007-12-21T02:30:00+01:00
dTimStart: 2007-12-21T00:00:00+01:00
md: 196
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Removed PS-21 slip and installed master bushing. Held tool box take prior to handling the 17½" BHA.
dTimEnd: 2007-12-21T03:15:00+01:00
dTimStart: 2007-12-21T02:30:00+01:00
md: 122
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Made up to TDS and displaced string to sea water.
dTimEnd: 2007-12-21T03:45:00+01:00
dTimStart: 2007-12-21T03:15:00+01:00
md: 122
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued POOH BHA from 122 m to 35 m.
dTimEnd: 2007-12-21T05:00:00+01:00
dTimStart: 2007-12-21T03:45:00+01:00
md: 35
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Prepared for racking back the UBHO.
dTimEnd: 2007-12-21T06:00:00+01:00
dTimStart: 2007-12-21T05:00:00+01:00
md: 35
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Racked back the 17½" BHA.

dTimEnd: 2007-12-21T07:00:00+01:00
dTimStart: 2007-12-21T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Cleaned and cleared the rig floor.

dTimEnd: 2007-12-21T07:15:00+01:00
dTimStart: 2007-12-21T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to rig up 13 3/8" casing handling equipment.

dTimEnd: 2007-12-21T07:30:00+01:00
dTimStart: 2007-12-21T07:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged down the 5½" handling equipment. Rigged up the 13 3/8" casing handling equipment and FAC tool and function tested same. Meanwhile moved the CTS funnel from F-5 to F-15.

dTimEnd: 2007-12-21T11:15:00+01:00
dTimStart: 2007-12-21T07:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to run in hole with 13 3/8" casing.

dTimEnd: 2007-12-21T11:45:00+01:00
dTimStart: 2007-12-21T11:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up shoe, intermediate and float collar and Baker locked same. Confirmed float OK.

dTimEnd: 2007-12-21T13:15:00+01:00
dTimStart: 2007-12-21T11:45:00+01:00
md: 27
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8" casing from 27 m  to 819 m, filling every casing joint.
dTimEnd: 2007-12-22T00:00:00+01:00
dTimStart: 2007-12-21T13:15:00+01:00
md: 819
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: