Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-10-07T00:00:00+02:00 to 2008-10-08T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
daysBehind: .9
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-10-08T00:00:00+02:00
dTimDiaHoleStart: 2008-10-05T20:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue installing 9 1/2" riser on F-5 XMT and build scaffolding around riser. Erect fwd PRS back in vertical position. Inject barite in 3 remaining compartments in fwd leg and starboard leg. Perform test run, start injection and stabilize well F-5.
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Continued RU external pumps and chicksan for frac job. Pressure tested 9 5/8" csg on well F-15 to 290 bar/15 min. Lowered 9 1/2" riser and 3" chicksan into moonpool. Production closed in F-5 and handed over well to drilling. Installed safety valve on XMT kill side.
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: RU 3" chicksan line in moonpool. 

Meanwhile Westcon climbers installed ropes and equipment in derrick to be able to put fwd PRS back in position. 

dTimEnd: 2008-10-07T01:00:00+02:00
dTimStart: 2008-10-07T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RU hose from production to gizzly pumpes on cantiliver. Started to RU 3" chicksan line from grizzly pumps down through hatch to moonpool.

Meanwhile cleaned and preserved tension system pad eyes, continued to work on TDS  and prepared for barite injection.
dTimEnd: 2008-10-07T06:00:00+02:00
dTimStart: 2008-10-07T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Continued to RU 3" chicksan line from grizzly pumps down through hatch to moonpool. Hooked up pump units electrically.

Meanwhile cleaned and preserved tension system pad eyes, continued to work on TDS  and prepared for barite injection in spud cans.
dTimEnd: 2008-10-07T14:00:00+02:00
dTimStart: 2008-10-07T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to testing 9 5/8" csg on F-15S. Performed line test to 290 bar/5 min. Pressure tested 9 5/8" csg 290 bar/15 min. Dropped 2.2 bar (0.8%). 1760 ltrs pumped and 1760 ltrs bled back.

Meanwhile connected Halliburton 4" suction hose to water production (Utsira water).
dTimEnd: 2008-10-07T15:30:00+02:00
dTimStart: 2008-10-07T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Finalized hooking up pump units. Prepared T with pop-off for kill line.

Meanwhile cleaned and preserved tension system pad eyes, continued to work on TDS  and prepared for barite injection in spud cans.
dTimEnd: 2008-10-07T17:30:00+02:00
dTimStart: 2008-10-07T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Crane could not operate due to high winds and thus could not continue RU in moonpool area. Prepared riser sections and pup-in subs on main deck. RU 3" chicksan line from grizzly pumps down through hatch to moonpool and test-started grizzly pumps.

Meanwhile cleaned and preserved tension system pad eyes and started mixing barite batch #1 for barite injection in spud cans.
dTimEnd: 2008-10-08T00:00:00+02:00
dTimStart: 2008-10-07T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: