Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2007-08-18T00:00:00+02:00 to 2007-08-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
daysBehind: 24.5
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-08-19T00:00:00+02:00
dTimDiaHoleStart: 2007-08-11T15:00:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 9 5/8" liner install liner and cmt same. L/O cmt head. POOH w/ running tool L/O same. Commence pressure test of the BOP.
hpht: 0
md: 3114
mdCsgLast: 2506
mdDiaHoleStart: 2576
mdPlanned: -999.99
mdStrengthForm: 2506
presTestType: formation integrity test
reportNo: 67
ropCurrent: -999.99
strengthForm: 1.48
sum24Hr: Dumped data from Sonic tool. R/U and RIH with 9 5/8" liner from surface to 1033m. 
tightWell: 0
tvd: 2864
tvdCsgLast: 2419.7
tvdStrengthForm: 2419.5
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2007-08-18T22:00:00+02:00
density: 1.4
locationSample: Active pit
md: 3114
mudClass: oil based
presBopRating: 690
pv: 29
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 12
Pore pressure:
Survey stations:
Activities:
comments: Continued L/O BHA, Held tool box talk prior to handing of Radio activ source. Unloaded radio activ source from tool.
dTimEnd: 2007-08-18T02:15:00+02:00
dTimStart: 2007-08-18T00:00:00+02:00
md: 100
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued L/O BHA to pipe deck.
dTimEnd: 2007-08-18T05:30:00+02:00
dTimStart: 2007-08-18T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Commenced dumping data from the Sonic tool. Cleaned rig floor.
dTimEnd: 2007-08-18T06:00:00+02:00
dTimStart: 2007-08-18T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued dumping data from Sonic tool. Meanwhile performed general maintenance.
dTimEnd: 2007-08-18T09:00:00+02:00
dTimStart: 2007-08-18T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held tool box meeting with all involved personal prior to run 9 5/8" liner.
dTimEnd: 2007-08-18T09:15:00+02:00
dTimStart: 2007-08-18T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/U liner handling equipment, removed master bushing, installed FMS, installed 9 5/8" inserts in BX elevators.
dTimEnd: 2007-08-18T12:30:00+02:00
dTimStart: 2007-08-18T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to pick up shoe.
dTimEnd: 2007-08-18T12:45:00+02:00
dTimStart: 2007-08-18T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U shoe, intermediate, and landing collar, made up same with Bakerlock.
dTimEnd: 2007-08-18T13:45:00+02:00
dTimStart: 2007-08-18T12:45:00+02:00
md: 38
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" liner filling every single F/ 38m T/ 122m.
dTimEnd: 2007-08-18T16:00:00+02:00
dTimStart: 2007-08-18T13:45:00+02:00
md: 122
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH with 9 5/8" liner filling every 5th joint F/122m T/ 651m.
dTimEnd: 2007-08-19T00:00:00+02:00
dTimStart: 2007-08-18T16:00:00+02:00
md: 2
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: