Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2009-03-11T00:00:00+01:00 to 2009-03-12T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 2.4
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-03-12T00:00:00+01:00
dTimDiaHoleStart: 2009-03-06T18:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Stand by for rigging down WL until scheduled shut-in.
hpht: 0
md: 3750
mdCsgLast: 3695
mdPlanned: -999.99
mdPlugTop: 3654
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 6
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Made PLT logging passes from 3395 m to 2950 m MD at 20 and 10 m/min. Took PLT stationary readings. POOH with PLT. Inflow tested HMV and SV. Purged and flushed riser. Hooked up permanent controls to XMT. Stand-by for rigging down WL until scheduled shut-in.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2009-03-11T23:59:00+01:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Beaned up well to 4500 Sm3/d. Meanwhile RIH to 3056 m MD. Took p/u weight at 10 m/min to verify simulations. P/u weight 3000-3100 lbs in correspondance with simulated values. Picked up to 2900 m MD. Had problems maintaining rate at 4500 Sm3/d due to high separator levels. Cut back rate to 4250 Sm3/d.
dTimEnd: 2009-03-11T01:45:00+01:00
dTimStart: 2009-03-11T00:00:00+01:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Allowed downhole pressure to stabilize at 4250 Sm3/d to <0,2 bar/hr FBHP variance. Obtained stable FBHP of ~267,5 bar at DHPG.
dTimEnd: 2009-03-11T04:15:00+01:00
dTimStart: 2009-03-11T01:45:00+01:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3027 m MD and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3027 m to 3395 m MD.
dTimEnd: 2009-03-11T05:00:00+01:00
dTimStart: 2009-03-11T04:15:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made upwards logging pass from 3395 m to 2950 m MD at 40 m/min.
dTimEnd: 2009-03-11T05:15:00+01:00
dTimStart: 2009-03-11T05:00:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3038 m MD and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3038 m to 3395 m MD.
dTimEnd: 2009-03-11T05:45:00+01:00
dTimStart: 2009-03-11T05:15:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made upwards logging pass from 3395 m to 2950 m MD at 30 m/min.
dTimEnd: 2009-03-11T06:00:00+01:00
dTimStart: 2009-03-11T05:45:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3060 m MD and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3060 m to 3395 m MD.
dTimEnd: 2009-03-11T06:30:00+01:00
dTimStart: 2009-03-11T06:00:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made upwards logging pass from 3395 m to 2950 m MD at 20 m/min.
dTimEnd: 2009-03-11T07:00:00+01:00
dTimStart: 2009-03-11T06:30:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3030 m MD and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3030 m to 3395 m MD.
dTimEnd: 2009-03-11T07:45:00+01:00
dTimStart: 2009-03-11T07:00:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made upwards logging pass from 3395 m to 2950 m MD at 10 m/min.
dTimEnd: 2009-03-11T08:30:00+01:00
dTimStart: 2009-03-11T07:45:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3030 m MD and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3030 m to 3333 m MD.
dTimEnd: 2009-03-11T09:00:00+01:00
dTimStart: 2009-03-11T08:30:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH with PLT/tractor toolstring on 7/16" EWL from 3333 m to 2950 m MD.

Took stationary PLT readings at :
3333 m MD
3304 m MD
3173 m MD
3040 m MD
2950 m MD
dTimEnd: 2009-03-11T10:00:00+01:00
dTimStart: 2009-03-11T09:00:00+01:00
md: 3333
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH with PLT/tractor toolstring on 7/16" EWL from 2950 m to 2547,5 m MD. Checked PLT sensors towards DHPG. Checked PLT data. Shut- in well.
dTimEnd: 2009-03-11T11:00:00+01:00
dTimStart: 2009-03-11T10:00:00+01:00
md: 2547
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH with PLT/tractor toolstring on 7/16" EWL from 2547 m MD to surface. Ran carefully through DHSV at 492 m MD. Ran cable head into toolcatcher.
dTimEnd: 2009-03-11T12:30:00+01:00
dTimStart: 2009-03-11T11:00:00+01:00
md: 11
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed SV partly and verified toolstring out of hole. Recorded SIWHP 120 bar. Closed HMV, bled down pressure above to 5 bar and inflow tested - ok. Bled off pressure to zero to closed drain and purged riser with Nitrogen. Lined up cement unit and filled riser with MEG. Closed SV and tested flow cross to 30/200 bar 5/10 min - ok. Hooked up permanent hydraulic controls to HMV and DHSV. Re-opened DHSV.
dTimEnd: 2009-03-11T14:30:00+01:00
dTimStart: 2009-03-11T12:30:00+01:00
md: 11
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Equalised across PVW and beaned up well. Stand by for rigging down WL until scheduled shut-in.
dTimEnd: 2009-03-12T00:00:00+01:00
dTimStart: 2009-03-11T14:30:00+01:00
md: 11
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
Lithology and shows: