Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2007-11-18T00:00:00+01:00 to 2007-11-19T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
daysBehind: .9
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-11-19T00:00:00+01:00
dTimDiaHoleStart: 2007-11-15T21:30:00+01:00
diaHole: 36
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drill 36" top hole F-15. 
hpht: 0
md: 226
mdCsgLast: 220.8
mdDiaHoleStart: 144
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 4
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Waited on cement to set. Released CART tool. Pulled same and rack back CART tool in derrick. Prepared for skidding and skid cantilever to F-15
tightWell: 0
tvd: 226
tvdCsgLast: 220.8
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-11-18T23:00:00+01:00
density: 1.03
locationSample: Active pit
md: 226
mudClass: other
presBopRating: 0
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
dTim: 2007-11-18T22:00:00+01:00
density: 1.4
locationSample: Reserve pit
md: 226
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 125
yp: -999.99
dTim: 2007-11-18T22:30:00+01:00
density: 1.05
locationSample: Reserve pit
md: 226
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 108
yp: -999.99
Pore pressure:
dTim: 2007-11-19T00:00:00+01:00
equivalentMudWeight: 103
md: 226
readingKind: estimated
Survey stations:
Activities:
comments: Closed 2" valve and established circulation through the 30" shoe.

dTimEnd: 2007-11-18T00:15:00+01:00
dTimStart: 2007-11-18T00:00:00+01:00
md: 220.8
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Verified setting depth with Digiquartz against F-7. Final 110 MT hook load. Checked centralization of conductor housing - OK. Inclination 0.22/0.28 degrees.

dTimEnd: 2007-11-18T01:15:00+01:00
dTimStart: 2007-11-18T00:15:00+01:00
md: 220.8
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Established circulation at 2500 lpm, 3,8 bars, 112 MT hook load. ROV confirmed 2" valve not to be leaking and surveyed for returns, Observed returns from F-5 only. Meanwhile pressure tested cement line to 200 bars 10 min.

dTimEnd: 2007-11-18T02:30:00+01:00
dTimStart: 2007-11-18T01:15:00+01:00
md: 220.8
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Mixed and pumped 55.7 m³ 1.52 sg Tuned Light XL cement slurry at 1100 lpm, 25 bars pump pressure. Confirmed returns to seabed. Displaced cement slurry with 6.7 m³ of SW at max rate using cement unit. FCP 7bars, 600lpm. Bled off pressure, 250 l. Checked for back-flow. Removed cmt hose and flushed through manifolds and hoses.

dTimEnd: 2007-11-18T04:00:00+01:00
dTimStart: 2007-11-18T02:30:00+01:00
md: 220.8
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Waited on cement to set. Meanwhile prepared for wire change on FWD PRS, General maintenance. Started injecting slop into F-12 annulus.
dTimEnd: 2007-11-18T06:00:00+01:00
dTimStart: 2007-11-18T04:00:00+01:00
md: 220.8
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Waited on cement to set. Meanwhile function tested rotating link adapter and torque wrench. Prepared cantilever for skidding to F-15. Performed general maintenance on the rig floor. Injected slop into F-12 injection annulus.

dTimEnd: 2007-11-18T16:00:00+01:00
dTimStart: 2007-11-18T06:00:00+01:00
md: 220.8
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Confirmed inclinometer before release of CART. Released CART tool. Broke out and laid out the side entry sub and two 5½" pups. Racked back one stand. Dropped one sponge ball and flushed landing string and inner string with sea water. Continued pull out with landing string. With CART in rotary removed 2" valve handle and inclinometer. Function tested CART.

Inclinometer measurements CART:
Before release, Top: -0.27 Bottom: 0.24

Digiquartz measurement of 30" conductor two measurements after releasing CART: 
F-5 96584mm F-7 96606mm = F-5 23mm deeper
F-5 96603mm F-7 96602mm = F-5 1mm high

dTimEnd: 2007-11-18T18:00:00+01:00
dTimStart: 2007-11-18T16:00:00+01:00
md: 143
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Broke out X/O and racked back the CART tool in derrick. Laid out the aluminium inner string. Held tool box with night shift prior to handling of the CART tool and aluminium inner string.   

dTimEnd: 2007-11-18T20:30:00+01:00
dTimStart: 2007-11-18T18:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Prepared for skidding. Meanwhile installed CTS funnel on F-14. Picked up new 36" HO.

dTimEnd: 2007-11-18T23:30:00+01:00
dTimStart: 2007-11-18T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to skidding of the cantilever from F-5 to F-15
dTimEnd: 2007-11-18T23:45:00+01:00
dTimStart: 2007-11-18T23:30:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
Lithology and shows: