Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-04T00:00:00+02:00 to 2008-06-05T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-05T00:00:00+02:00
dTimDiaHoleStart: 2008-05-29T22:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH and clean subsea wellhead.  Displace riser to treated seawater. R/U to run 10 3/4" tie back string. Run in with subsea tieback connector on 10-3/4" casing and 10 3/4 surface hanger with DQ pre made adjustment sub.


hpht: 0
md: 2788
mdCsgLast: 2783.5
mdDiaHoleStart: 2788
mdPlanned: -999.99
mdStrengthForm: 2284
presTestType: leak off test
reportNo: 50
ropCurrent: -999.99
strengthForm: 1.67
sum24Hr: Tested the Wash pipe IBOP to 20/345 bars 5/10 mins. Nippled up BOP and Diverter and pressure tested same to 20/345 bars 5/10 mins. Performed slip and cut of drill line.
tightWell: 0
tvd: 2728.4
tvdCsgLast: 2728.3
tvdStrengthForm: 2281
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-04T19:00:00+02:00
density: 1.31
locationSample: Reserve pit
md: 2788
mudClass: oil based
presBopRating: 690
pv: 22
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8.5
Pore pressure:
dTim: 2008-06-05T00:00:00+02:00
equivalentMudWeight: 1.03
md: 2788
readingKind: estimated
Survey stations:
Activities:
comments: Cleared and cleaned rig floor.

dTimEnd: 2008-06-04T00:30:00+02:00
dTimStart: 2008-06-04T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to rig up and change wash pipe. Rigged up for changing out the wash pipe.

dTimEnd: 2008-06-04T01:00:00+02:00
dTimStart: 2008-06-04T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Built scaffolding in the Moon Pool to get access to the BOP riser jnt connection. Flushed lines from cmt. to rig floor prior to perform BOP test. 

Simultaneously worked on the BOP.

dTimEnd: 2008-06-04T04:00:00+02:00
dTimStart: 2008-06-04T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Changed out wash pipe.

 Meanwhile pressure tested the BOP to 20/345 bars for 5/10 min.
dTimEnd: 2008-06-04T06:00:00+02:00
dTimStart: 2008-06-04T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Completed changing of the wash pipe.

dTimEnd: 2008-06-04T06:45:00+02:00
dTimStart: 2008-06-04T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Rigged up and pressure tested the wash pipe and the IBOP 20/345 bars 5/10 mins.

Meanwhile pressure test the BOP to 20/345 bars for 5/10 min.


dTimEnd: 2008-06-04T09:00:00+02:00
dTimStart: 2008-06-04T06:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged down equipment for testing of the wash pipe and IBOP. Installed slings for handling the Diverter.

Meanwhile checked torque on bolts on annular.
dTimEnd: 2008-06-04T10:00:00+02:00
dTimStart: 2008-06-04T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up and positioned test joint for testing of annular. Tested annular to 20/345 bar 5/10 mins.

Meanwhile checked equipment prior to picking up HWDP. Changed dies in flush joint elevators. Held tool box prior to handling of HWDP. Attempted to handle HWDP, not able to open fingers on PDM head.
dTimEnd: 2008-06-04T12:30:00+02:00
dTimStart: 2008-06-04T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to nippling of the BOP and Diverter. Nippled down the BOP NT2 connector.

Meanwhile Changed dies in TDS pipe handler.
dTimEnd: 2008-06-04T14:30:00+02:00
dTimStart: 2008-06-04T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up the Diverter and landed on the rig floor. Moved the BOP into to well centre and nippled up same.
dTimEnd: 2008-06-04T18:30:00+02:00
dTimStart: 2008-06-04T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled master bushing and ran slick jnt into the BOP.
dTimEnd: 2008-06-04T19:00:00+02:00
dTimStart: 2008-06-04T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and installed the Diverter and made up the NT2 connector.

dTimEnd: 2008-06-04T21:30:00+02:00
dTimStart: 2008-06-04T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor.

dTimEnd: 2008-06-04T22:15:00+02:00
dTimStart: 2008-06-04T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and installed hang off wires on TDS.

dTimEnd: 2008-06-04T22:45:00+02:00
dTimStart: 2008-06-04T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Prepared handling equipment for slip and cut of drill line.

dTimEnd: 2008-06-04T23:15:00+02:00
dTimStart: 2008-06-04T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to slip and cut drill line. 

dTimEnd: 2008-06-05T00:00:00+02:00
dTimStart: 2008-06-04T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
Lithology and shows: