Daily Drilling Report
Well: NO 15/9-19 A
Report period: 1997-11-09T00:00:00+01:00 to 1997-11-10T00:00:00+01:00
Wellbore info:
dTimSpud: 1997-07-25T00:00:00+02:00
dateDrillComplete: 1997-08-30
daysBehind: 107.9
operator: Statoil
rigAlias: name: BYFORD DOLPHIN
name: 341331
Status:
dTim: 1997-11-10T00:00:00+01:00
dTimDiaHoleStart: 1997-11-03T20:00:00+01:00
distDrill: -999.99
elevKelly: 25
fixedRig: false
forecast24Hr: None
hpht: 0
md: 4131
mdCsgLast: 4643
mdKickoff: 2178
mdPlanned: -999.99
mdPlugTop: 2205
reportNo: 109
ropCurrent: -999.99
sum24Hr: RIH AND TESTED 9 5/8" CSG. POOH. SLIP AND CUT DRILLING LINE WHILE
CHANGED WASH PIPE. RIG TRANSFERED TO WELL 15/9 - 19B AT 2200 HRS.
tightWell: 0
tvd: 3319
waterDepth: 84
wellheadElevation: 106.5
Drilling fluid:
dTim: 1997-11-09T06:00:00+01:00
density: 1.55
locationSample: Active pit
md: 2205
mudClass: other
presBopRating: 999
pv: 47
type: ULTIDRILL
visFunnel: 95
yp: 13.5
dTim: 1997-11-09T21:00:00+01:00
density: 1.55
locationSample: Active pit
md: 2205
mudClass: other
presBopRating: 999
pv: 46
type: ULTIDRILL
visFunnel: 100
yp: 14
dTim: 1997-11-09T00:00:00+01:00
density: 1.55
locationSample: Active pit
md: 2205
mudClass: other
presBopRating: 999
pv: 47
type: ULTIDRILL
visFunnel: 95
yp: 13.5
Pore pressure:
dTim: 1997-11-10T00:00:00+01:00
equivalentMudWeight: 1.03
md: 2205
readingKind: estimated
Survey stations:
Activities:
comments: CONTINUED LAY DOWN 3 1/2" DP. TOTAL 147 JT. RIG DOWN 3 1/2" HANDLING EQUIPMENT.
dTimEnd: 1997-11-09T02:30:00+01:00
dTimStart: 1997-11-09T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: LAID DOWN CMT STAND. RIH AND LAID DOWN 4 3/4" DC. TOTAL 16 JT AT REPORT TIME.
dTimEnd: 1997-11-09T06:00:00+01:00
dTimStart: 1997-11-09T02:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: CONTINUED TO LAY DOWN EXCESS 4 3/4" DC'S, TOTAL 27 JT, CSG SCRAPER,BIT AND 3 JT 5" DP DUE TO WASHED OUT JT.
dTimEnd: 1997-11-09T07:30:00+01:00
dTimStart: 1997-11-09T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: MADE UP RTTS TOOL AND RIH. START TO GET RESISTANCE AT 2070M, PULLED BACK TO 2065M AND SET RTTS. TEST 9 5/8" CSG WITH 180 BAR, OK. POOH AND LAID DOWN RTTS.
dTimEnd: 1997-11-09T20:00:00+01:00
dTimStart: 1997-11-09T07:30:00+01:00
md: 2065
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: SLIP AND CUT DRILLING LINE AND PRECAUTIONARY CHANGE WASH PIPE ON TOP DRIVE. TRANSFERED RIG TO WELL 15/9-19B AT 2200 HRS.
dTimEnd: 1997-11-09T22:00:00+01:00
dTimStart: 1997-11-09T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
Lithology and shows: