Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2007-11-08T00:00:00+01:00 to 2007-11-09T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 1.6
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-11-09T00:00:00+01:00
dTimDiaHoleStart: 2007-11-06T22:45:00+01:00
diaHole: 36
distDrill: -999.99
elevKelly: 0
fixedRig: false
forecast24Hr: WOW. Continue MU and RIH 30" conductor and installing UWG top-up system on upper 35 m. RU C-plate and MU cement stinger and CART. RIH with 30" conductor on dedicated landing string and position conductor.
hpht: 0
md: 204
mdCsgLast: 196.8
mdDiaHoleStart: 145.7
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 4
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Changed to 5 1/2" handling equipment. MU 30" conductor housing joint. WOW.
tightWell: 0
tvd: 204
tvdCsgLast: 196.8
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-11-08T21:01:00+01:00
density: 1.4
locationSample: Reserve pit
md: 204
mudClass: oil based
presBopRating: 0
pv: 30
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10.5
dTim: 2007-11-08T20:00:00+01:00
density: 1.4
locationSample: Active pit
md: 203
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 111
yp: -999.99
Pore pressure:
dTim: 2007-11-09T00:00:00+01:00
equivalentMudWeight: 1.03
md: 204
readingKind: estimated
Survey stations:
Activities:
comments: Cleared rig floor.
dTimEnd: 2007-11-08T00:30:00+01:00
dTimStart: 2007-11-08T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held pre-job meeting with all personnel involved. Prepared shoe joint and checked float for flow-through with SW. Painted shoe white. Continued to RIH with 30" conductor as per tally.
dTimEnd: 2007-11-08T05:30:00+01:00
dTimStart: 2007-11-08T00:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 30" conductor x-over joint and started installing cement top-up system with cement outlet 35 m below mud line. Aligned UWG top-up system to avoid conflict with the 3 hydraulic rams in the template well slot.
dTimEnd: 2007-11-08T06:00:00+01:00
dTimStart: 2007-11-08T05:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 30" conductor x-over joint and installing cement top-up system with cement outlet 35 m below mud line.
dTimEnd: 2007-11-08T07:00:00+01:00
dTimStart: 2007-11-08T06:00:00+01:00
md: 45
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed 30" conductor bails and elevator to to 5 1/2" DP handling equipment.
dTimEnd: 2007-11-08T10:00:00+01:00
dTimStart: 2007-11-08T07:00:00+01:00
md: 45
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held pre-job meeting with involved personnel. Focused on weather conditions and running into splash zone. PU and installed 30" conductor housing joint.
dTimEnd: 2007-11-08T12:00:00+01:00
dTimStart: 2007-11-08T10:00:00+01:00
md: 55
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: WOW, due to high wind and waves. Wind 50-87 knop.
dTimEnd: 2007-11-09T00:00:00+01:00
dTimStart: 2007-11-08T12:00:00+01:00
md: 55
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: