Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-06-20T00:00:00+02:00 to 2016-06-21T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-06-21T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Skid BOP over well center
- Install diverter and perform BOP connector test
- RIH with TH retrieval tool
- Retrieve TH
- Pull completion
- Install 9 5/8" EZSV and cut casing
- Pull 10 3/4" surface tie-back
- Punch below 10 3/4" subsea CH
- Circulate through B-annulus to SW
hpht: 0
md: -999.99
mdCsgLast: 4087.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 6
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - N/D XT and spacer spool
- Installed surface riser joint
- Pressure tested BOP and TDS
- Prepared to skid BOP over well center

tightWell: 0
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued R/D WL BOP and lower riser. L/D lower riser in moonpool.
dTimEnd: 2016-06-20T01:15:00+02:00
dTimStart: 2016-06-20T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for removal of WL adapter and installing lifting cap
dTimEnd: 2016-06-20T01:30:00+02:00
dTimStart: 2016-06-20T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed wireline adapter and installed lift cap on XT.
Meanwhile: Electrician and hydraulic mech. prepared to disconnect cables and hoses from XT.
dTimEnd: 2016-06-20T02:15:00+02:00
dTimStart: 2016-06-20T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Electrician and hydraulic mech. continued disconnecting electrical cables and hydraulic hoses from XT.
Meanwhile: Removed wireline BOP hoses from moonpool hatch.
dTimEnd: 2016-06-20T03:00:00+02:00
dTimStart: 2016-06-20T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared to remove hatches on well F-1 and F-6.
Meanwhile: Continued to remove wireline BOP hoses from moonpool.
dTimEnd: 2016-06-20T03:30:00+02:00
dTimStart: 2016-06-20T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed housekeeping and PDO check in moonpool prior to lifting hatches.
dTimEnd: 2016-06-20T04:00:00+02:00
dTimStart: 2016-06-20T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed handover meeting with new drilling crew
dTimEnd: 2016-06-20T04:15:00+02:00
dTimStart: 2016-06-20T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U and pulled split hatch on well F-1 C.
dTimEnd: 2016-06-20T05:00:00+02:00
dTimStart: 2016-06-20T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U and pulled split hatches from F-1 and pulled hatch on F-6. Removed steel beam between hatches.
Meanwhile: Lifted WL BOP out of moonpool. Prepared foxhole running tool and installed same.
dTimEnd: 2016-06-20T07:00:00+02:00
dTimStart: 2016-06-20T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed handover meeting with new service crew. Prepared and activated permits.
Meanwhile: Performed housekeeping and drops check in moonpool area. Pulled foxhole.
dTimEnd: 2016-06-20T07:30:00+02:00
dTimStart: 2016-06-20T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled masterbushing and rotary ring. Installed hand rails.
Lowered TDS lifting arrangement and installed same on XT with double securing.
Lifted and held 2 ton tension. Removed XT clamp.
Disconnected XT and lifted same into moonpool.
dTimEnd: 2016-06-20T08:45:00+02:00
dTimStart: 2016-06-20T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attempted to shift load from TDS to port gantry crane. Unable to gain enough height on gantry crane to move XT into moonpool.
dTimEnd: 2016-06-20T09:15:00+02:00
dTimStart: 2016-06-20T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed new TBT to discuss situation.
dTimEnd: 2016-06-20T09:30:00+02:00
dTimStart: 2016-06-20T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Re-rigged lifting arrangement and landed XT on skid in moonpool.
dTimEnd: 2016-06-20T10:30:00+02:00
dTimStart: 2016-06-20T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered 2 tuggers into moonpool and attached to XT spool. Removed NT2 connector.
Disconnected and lifted XT spool through rotary and L/D same on drill floor.
Meanwhile. Secured XT on skid.
dTimEnd: 2016-06-20T12:00:00+02:00
dTimStart: 2016-06-20T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed handover meeting with new drilling crew.
dTimEnd: 2016-06-20T12:15:00+02:00
dTimStart: 2016-06-20T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed outer ring and masterbushing.
dTimEnd: 2016-06-20T12:30:00+02:00
dTimStart: 2016-06-20T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared multibowl for installing riser joint.
Meanwhile: Removed foxhole running tool and L/O same.
dTimEnd: 2016-06-20T13:00:00+02:00
dTimStart: 2016-06-20T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Disassebled control lines from XT and installed communication collar in multibowl.
Meanwhile: Cleaned and cleared drill floor.
dTimEnd: 2016-06-20T15:00:00+02:00
dTimStart: 2016-06-20T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared riser joint for transfer to TDS.
dTimEnd: 2016-06-20T15:30:00+02:00
dTimStart: 2016-06-20T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for P/U and installing riser joint
dTimEnd: 2016-06-20T15:45:00+02:00
dTimStart: 2016-06-20T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U riser joint from HTS.
Removed masterbushings and outer ring in rotary. 
Ran riser joint through rotary and landed on multibowl.
dTimEnd: 2016-06-20T16:45:00+02:00
dTimStart: 2016-06-20T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U NT2 connection on multibowl.
Meanwhile: R/D double lifting arrangement.
dTimEnd: 2016-06-20T17:15:00+02:00
dTimStart: 2016-06-20T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for installing beam and hatches on F-1 and F-6.
dTimEnd: 2016-06-20T17:30:00+02:00
dTimStart: 2016-06-20T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed beam and hatches on F-1 and F-6.
Meanwhile: Removed WL grease skid from drill floor. Prepared slick joint and diverter for installation.
dTimEnd: 2016-06-20T19:00:00+02:00
dTimStart: 2016-06-20T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued installing hatches on F-1 and F-6.
Meanwhile: Continued preparing slick joint and diverter.
dTimEnd: 2016-06-20T21:30:00+02:00
dTimStart: 2016-06-20T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed scaffolding in moonpool.
Meanwhile: Prepared equipment for testing BOP
dTimEnd: 2016-06-21T00:00:00+02:00
dTimStart: 2016-06-20T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: