Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2014-01-05T00:00:00+01:00 to 2014-01-06T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-06T00:00:00+01:00
dTimDiaHoleStart: 2014-01-04T18:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Production to finalize termination and calibration of XMT and hand well back to Drilling.
Leaktest XMT valves. Removed Tree Cap
Remove BPV and Dart.
Rig up WL pressure control equipment. M/U WL perforation guns for run #1. RIH with same.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 52
ropCurrent: -999.99
sum24Hr: Prepared WH for installation of spool and XMT.
Lifted down and installed Spool.
Lifted down and installed XMT. Tested seals.
Worked on control lines and instrumentation.
Installed Tree Cap and handed well over to Production.
tightWell: 0
tvd: 3212
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Prepared WH for installation of spool and XMT.
dTimEnd: 2014-01-05T05:00:00+01:00
dTimStart: 2014-01-05T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed Tool Box talk for lift of Spool.
dTimEnd: 2014-01-05T05:15:00+01:00
dTimStart: 2014-01-05T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed hatch
dTimEnd: 2014-01-05T05:30:00+01:00
dTimStart: 2014-01-05T05:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lifted down Spool
dTimEnd: 2014-01-05T06:00:00+01:00
dTimStart: 2014-01-05T05:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continuing lifting down Spool and installed same on WH.
dTimEnd: 2014-01-05T07:00:00+01:00
dTimStart: 2014-01-05T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Tested Spool piece to 35/345 bar for 5/15 min.
dTimEnd: 2014-01-05T10:15:00+01:00
dTimStart: 2014-01-05T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Transfered XMT from moonpool crane to chains and lowered same down onto Spool. 
M/U same.
dTimEnd: 2014-01-05T12:30:00+01:00
dTimStart: 2014-01-05T10:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Tested Spool/XMT connection. 
Worked on control lines connections on WH. Installed elbow on XMT and flowline.
Installed half moon.
Simulatneously started to prepare for and rig up WL equipment.
dTimEnd: 2014-01-05T23:00:00+01:00
dTimStart: 2014-01-05T12:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed XMT lifing cap and installed Tree cap.

Well handed over to Production at 24:00 hrs.
dTimEnd: 2014-01-06T00:00:00+01:00
dTimStart: 2014-01-05T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: