Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-14T00:00:00+01:00 to 2009-02-15T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-15T00:00:00+01:00
dTimDiaHoleStart: 2009-02-14T09:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 3232
mdCsgLast: 2914.8
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 27
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: None
tightWell: 0
tvd: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Pumped  5 m³ slug 1.61 SG. Investigated electrical wires on Aft PRS

dTimEnd: 2009-02-14T00:30:00+01:00
dTimStart: 2009-02-14T00:00:00+01:00
md: 2898
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Continued to POOH with 8½" BHA from 2898m to 680m. Pulling speed 682 m/hour. Performed kick drill: 60 sec responce time.

dTimEnd: 2009-02-14T03:45:00+01:00
dTimStart: 2009-02-14T00:30:00+01:00
md: 680
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Flow checked well - Well static.

dTimEnd: 2009-02-14T04:00:00+01:00
dTimStart: 2009-02-14T03:45:00+01:00
md: 680
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Removed 2-3/4" drift, LO drift sub. Changed handling gear from 5½'' to 5''.
dTimEnd: 2009-02-14T04:30:00+01:00
dTimStart: 2009-02-14T04:00:00+01:00
md: 680
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Continued to POOH with 8½" BHA from 680m to 146m. Pulling speed 712 m/hour.

dTimEnd: 2009-02-14T05:15:00+01:00
dTimStart: 2009-02-14T04:30:00+01:00
md: 146
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Commenced laying out the 8½" BHA.

dTimEnd: 2009-02-14T06:00:00+01:00
dTimStart: 2009-02-14T05:15:00+01:00
md: 130
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued laying out the 8½" BHA. Including radio active sources.

dTimEnd: 2009-02-14T09:00:00+01:00
dTimStart: 2009-02-14T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor. Function tested BOP shear ram.

dTimEnd: 2009-02-14T09:30:00+01:00
dTimStart: 2009-02-14T09:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk and rigged up surface handling equipment for running 7" liner. Simultaneously laid out 5½" HWDP on cantilever, drifted and measured same.

dTimEnd: 2009-02-14T13:00:00+01:00
dTimStart: 2009-02-14T09:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk and picked up shoe and performed integrity of float with SW. 

dTimEnd: 2009-02-14T14:00:00+01:00
dTimStart: 2009-02-14T13:00:00+01:00
md: 27
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up float joint and attempted to MU first connection. Problems with Weatherford tong stabbing guide alignment and remote control system. Laid out float and shoe due to damaged threads.

dTimEnd: 2009-02-14T15:00:00+01:00
dTimStart: 2009-02-14T14:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Picked up back up shoe and performed integrity of float with SW. Continued RIH with 7" liner, installed radio active market at collar 140m. Filled every 5'th jnts.
dTimEnd: 2009-02-14T19:00:00+01:00
dTimStart: 2009-02-14T15:00:00+01:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH with 7" liner from 140m to 375m. Filled every 5'th jnts.
dTimEnd: 2009-02-15T00:00:00+01:00
dTimStart: 2009-02-14T19:00:00+01:00
md: 375
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: