Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-20T00:00:00+02:00 to 2013-10-21T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 5.6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-21T00:00:00+02:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Waiting on weather to pull production riser.
hpht: 0
md: 3049
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 62
ropCurrent: -999.99
sum24Hr: Waited on weather to pull production riser.
Meanwhile performed general rig maintenance and housekeeping.
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-20T17:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
dTim: 2013-10-20T10:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather to pull production riser.

Meanwhile performed general rig maintenance:
Changed out wires on fwd and aft PRS.
Cleaning and housekeeping.
Replaced contingency kill hose on manifold in moonpool (for F-12). 
Pressure tested hose.
dTimEnd: 2013-10-20T07:00:00+02:00
dTimStart: 2013-10-20T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile performed general rig maintenance:
Pressure tested contingency kill manifold in moonpool.
Performed pull test on fwd and aft PRS.
B/O and L/O damaged top single on DP stand #19, P/U and M/U single from deck. R/B stand.
Greased valves on kill manifold.
Function tested deluge system on drillfloor and moonpool.
R/D leaking low torque valve from kill manifold.
B/O and L/D 3 1/2" from derrick.
dTimEnd: 2013-10-20T19:00:00+02:00
dTimStart: 2013-10-20T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile performed general rig maintenance:
B/O and L/D 3 1/2" from derrick. 
Repaired leaking low torque valve.
Performed cleaning in pit- /pumproom.
Crew members participated in e-learning courses.

dTimEnd: 2013-10-21T00:00:00+02:00
dTimStart: 2013-10-20T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: