Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-19T00:00:00+02:00 to 2014-04-20T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-20T00:00:00+02:00
dTimDiaHoleStart: 2014-04-08T18:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: R/D wireline equipment.
Install permanent hatch on F-1 slot.
Install XMT cap, P/T same.
Inflow test XMT valves and DHSV.
R/D AWS control system.
Handover well to production. 
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 58
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Correlated and perforated interval #12 (3579 - 3588 m).
POOH, inflow tested HMV and SV.
L/D tool string #12.
M/U perforation assy #13 (3545 - 3554 m).
RIH, correlated and perforated interval #13.
POOH, inflow tested HMV and SV.
L/D tool string #13.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Correlated across perforation interval #12 (3579 - 3588 m).
Performed 5 passes to correlate and orient guns with tractor activated.
dTimEnd: 2014-04-19T02:30:00+02:00
dTimStart: 2014-04-19T00:00:00+02:00
md: 3600
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Positioned guns at shooting depth. Due to noise on CCL log, PETEC requested 2nd shooting pass.
Tractored down and re-positioned guns with top shot at 3579 m - good correlation.
dTimEnd: 2014-04-19T03:30:00+02:00
dTimStart: 2014-04-19T02:30:00+02:00
md: 3588
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval #12 (3579 - 3588 m). Lost 300 lbs tension.
dTimEnd: 2014-04-19T03:45:00+02:00
dTimStart: 2014-04-19T03:30:00+02:00
md: 3588
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3588 m to 300 m. Average pulling speed 27,5 m/min.
dTimEnd: 2014-04-19T05:45:00+02:00
dTimStart: 2014-04-19T03:45:00+02:00
md: 300
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Made PA announcement and shut down SLB unit. Pulled tool string into catcher.
dTimEnd: 2014-04-19T06:15:00+02:00
dTimStart: 2014-04-19T05:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Closed in well. WHP 63 bar. 
Bled pressure to closed drain. Inflow tested HMV and SV. Flushed riser w/ N2.
dTimEnd: 2014-04-19T08:45:00+02:00
dTimStart: 2014-04-19T06:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed TBT for L/D perforation assy.
dTimEnd: 2014-04-19T09:00:00+02:00
dTimStart: 2014-04-19T08:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke lubricator. L/D tool string on deck. All shots fired.
dTimEnd: 2014-04-19T11:00:00+02:00
dTimStart: 2014-04-19T09:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U BHA for perforation run #13 (interval 3545 - 3554 m). Leak tested QTS to 30/250 bar 5/10 min. Filled riser with MEG and equalized pressure. Opened well. WHP 67 bar.
dTimEnd: 2014-04-19T12:30:00+02:00
dTimStart: 2014-04-19T11:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ perforation assy #13 (interval 3545 - 3554 m), 4,5" OD guns by gravity from surface to 3150 m. Average running speed 23 m/min.
dTimEnd: 2014-04-19T14:30:00+02:00
dTimStart: 2014-04-19T12:30:00+02:00
md: 3150
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with tractor activated from 3150 m to 3580 m. Average running speed 7 m/min.
dTimEnd: 2014-04-19T15:30:00+02:00
dTimStart: 2014-04-19T14:30:00+02:00
md: 3580
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across perforation interval #13 (3545 - 3554 m).
Performed 5 passes to correlate and orient guns with tractor activated. Positioned guns with top shot at 3545 m.
dTimEnd: 2014-04-19T18:15:00+02:00
dTimStart: 2014-04-19T15:30:00+02:00
md: 3554
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval #13 (3545 - 3554 m). Lost 300 lbs tension.
dTimEnd: 2014-04-19T18:30:00+02:00
dTimStart: 2014-04-19T18:15:00+02:00
md: 3554
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3554 m to 300 m. Average pulling speed 22 m/min.
dTimEnd: 2014-04-19T21:00:00+02:00
dTimStart: 2014-04-19T18:30:00+02:00
md: 300
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Made PA announcement and shut down SLB unit. Pulled tool string into catcher.
dTimEnd: 2014-04-19T21:15:00+02:00
dTimStart: 2014-04-19T21:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Closed in well. WHP 73 bar. 
Bled pressure to closed drain. Inflow tested HMV and SV. Flushed riser w/ N2.
dTimEnd: 2014-04-19T23:00:00+02:00
dTimStart: 2014-04-19T21:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke lubricator. L/D tool string on deck. All shots fired.
dTimEnd: 2014-04-20T00:00:00+02:00
dTimStart: 2014-04-19T23:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: