Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-04-27T00:00:00+02:00 to 2013-04-28T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
daysBehind: 15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-04-28T00:00:00+02:00
dTimDiaHoleStart: 2013-04-13T12:30:00+02:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH 8 1/2" steerable BHA and drill 8 1/2" hole.
hpht: 0
md: 2577
mdCsgLast: 2570.7
mdDiaHoleStart: 1368
mdPlanned: -999.99
mdStrengthForm: 2571
presTestType: formation integrity test
reportNo: 53
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: M/U and RIH 8 1/2" steerable BHA on 5 1/2" DP. Slip and cut drill line.
tightWell: 0
tvd: 2444
tvdCsgLast: 2442
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-04-27T20:00:00+02:00
density: 1.28
locationSample: Active pit
md: 2574
mudClass: oil based
presBopRating: 345
pv: 26
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 6.5
Pore pressure:
Survey stations:
Activities:
comments: L/D and racked back 12 1/4" Drill Out BHA and 5 1/2" HWDP.
dTimEnd: 2013-04-27T03:00:00+02:00
dTimStart: 2013-04-27T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2013-04-27T03:30:00+02:00
dTimStart: 2013-04-27T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held TBT. P/U and M/U 8 1/2" steerable BHA to 46 m.
dTimEnd: 2013-04-27T07:00:00+02:00
dTimStart: 2013-04-27T03:30:00+02:00
md: 46
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pulled back and plugged in tools. Observed problem with SoundTrack tool.
dTimEnd: 2013-04-27T08:00:00+02:00
dTimStart: 2013-04-27T07:00:00+02:00
md: 15
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Troubleshoot SoundTrack tool. POOH to 7 m and plugged into OnTrack tool, verified software communication.
dTimEnd: 2013-04-27T13:00:00+02:00
dTimStart: 2013-04-27T08:00:00+02:00
md: 7
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: P/U and M/U 8 1/2" steerable BHA including 5 1/2" HWDP to 205 m
dTimEnd: 2013-04-27T14:30:00+02:00
dTimStart: 2013-04-27T13:00:00+02:00
md: 205
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH 8 1/2" steerable BHA on 5 1/2" DP from 205 m to 1010 m.
dTimEnd: 2013-04-27T16:30:00+02:00
dTimStart: 2013-04-27T14:30:00+02:00
md: 1010
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Filled string with 1.28 sg OBM and shallow tested MWD tools.
dTimEnd: 2013-04-27T17:30:00+02:00
dTimStart: 2013-04-27T16:30:00+02:00
md: 1010
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH 8 1/2" steerable BHA on 5 1/2" DP from 1010 m to 1537 m, filled string every 1000 m.
dTimEnd: 2013-04-27T18:30:00+02:00
dTimStart: 2013-04-27T17:30:00+02:00
md: 1537
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH 8 1/2" steerable BHA on 5 1/2" DP singles from 1537 m to 2142 m, filled string every 1000 m.
dTimEnd: 2013-04-27T23:00:00+02:00
dTimStart: 2013-04-27T18:30:00+02:00
md: 2142
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed auto slips and installed master bushing.
dTimEnd: 2013-04-27T23:30:00+02:00
dTimStart: 2013-04-27T23:00:00+02:00
md: 2142
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Held TBT. Slipped and cut drill line.
dTimEnd: 2013-04-28T00:00:00+02:00
dTimStart: 2013-04-27T23:30:00+02:00
md: 2142
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
Lithology and shows: