Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2009-07-09T00:00:00+02:00 to 2009-07-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
daysBehind: 2.7
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-07-10T00:00:00+02:00
dTimDiaHoleStart: 2009-07-09T08:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Cut and slip drill line. Make up and run in hole with swab cups. Circulate 1 time BU with 1.03 sg brine. Pump Citric acid and swab well. Monitor loss rate. Pull above top of sand screen. Displace to 1.03 sg NaCl. POOH with swab cups. 



Operation target tomorrow at 06:00 hrs: POOH with swab cups.  


hpht: 0
md: 1206
mdCsgLast: 1201
mdDiaHoleStart: 1206
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 7
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Pulled out of hole with cleanout assembly from 743 m to surface. Rigged up liner handling equipment. Ran 6 5/8" screens and liner to 263 m. Ran in hole with liner on 5 ½" DP from 263 m to 1201 m. Set liner hanger and liner hanger packer. Pulled liner running tool out of PBR. Prepared 1.03 sg brine in pits. Displaced 9 5/8" and 13 3/8" casing to 1.03 sg NaCl brine. Pulled out of hole with liner running tool from 935 m to surface. BO and LD liner hanger running tool.    
tightWell: 0
tvd: 1013
tvdCsgLast: 1012
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
dTim: 2009-07-09T22:00:00+02:00
density: 1.2
locationSample: Reserve pit
md: 1206
mudClass: other
presBopRating: 0
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Dropped 13/4" SABS opening ball. Displaced ball down with 400 lpm, 10 bar. Observed 55 bar pressure increase when ball sheared out ball seat.
dTimEnd: 2009-07-09T00:15:00+02:00
dTimStart: 2009-07-09T00:00:00+02:00
md: 1205
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued displacing well from 1.26 sg Soludrill to 1.20 sg NaCl brine. 3000 lpm, 38 bar, 40 rpm, 6 kNm.
dTimEnd: 2009-07-09T00:30:00+02:00
dTimStart: 2009-07-09T00:15:00+02:00
md: 1205
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Swept well with 15 m3 soap pill, 5 M3 1.20 sg brine and 15 M3 soap pill. 2000 lpm, 20-24 bar, 20 rpm, 6 kNm. Continued pumping 1.20 sg NaCl until clean brine in return and NTU readings below 200.
dTimEnd: 2009-07-09T01:45:00+02:00
dTimStart: 2009-07-09T00:30:00+02:00
md: 1205
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Emptied and cleaned trip tank. Filled trip tank with clean 1.20 sg brine.
dTimEnd: 2009-07-09T02:15:00+02:00
dTimStart: 2009-07-09T01:45:00+02:00
md: 1205
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Flow checked well on trip tank. Gained 0.1 M3 the first 15 minutes due to thermal expansion, then the well was static.
dTimEnd: 2009-07-09T02:45:00+02:00
dTimStart: 2009-07-09T02:15:00+02:00
md: 1205
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Recorded parameters: Up weight 111 tons, down weight 94 tons, free rotation weight 103 tons, stretch 0.18 m and free rotation torque 5-7 kNm. BO kelly cock and air operated ball release sub.
dTimEnd: 2009-07-09T03:45:00+02:00
dTimStart: 2009-07-09T02:45:00+02:00
md: 1205
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled out of hole with cleanout assembly from 1205 m to 817 m. Recorded parameters at 951 m (screen hanger setting depth): Up weight 105 tons, down weight 91 tons, free rotation weight 98 tons, stretch 0.12 m and free rotation torque 4-5.5 kNm.
dTimEnd: 2009-07-09T05:00:00+02:00
dTimStart: 2009-07-09T03:45:00+02:00
md: 817
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held pre job meeting. Laid out cleanout assembly #3.
dTimEnd: 2009-07-09T05:45:00+02:00
dTimStart: 2009-07-09T05:00:00+02:00
md: 817
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled out of hole from 817 m to 743 m.
dTimEnd: 2009-07-09T06:00:00+02:00
dTimStart: 2009-07-09T05:45:00+02:00
md: 743
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled out of hole from 743 m to 266 m.
dTimEnd: 2009-07-09T07:30:00+02:00
dTimStart: 2009-07-09T06:00:00+02:00
md: 266
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled out of hole and laid out cleanout assembly #1 and #2 from 266 m to 247 m.
dTimEnd: 2009-07-09T07:45:00+02:00
dTimStart: 2009-07-09T07:30:00+02:00
md: 247
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled out of hole from 247 m to surface. BO and LD mule shoe.
dTimEnd: 2009-07-09T08:15:00+02:00
dTimStart: 2009-07-09T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Cleaned and tidied rig floor.
dTimEnd: 2009-07-09T08:30:00+02:00
dTimStart: 2009-07-09T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held pre job meeting prior to rig up screen handling equipment.
dTimEnd: 2009-07-09T08:45:00+02:00
dTimStart: 2009-07-09T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Rigged up screen handling equipment.
dTimEnd: 2009-07-09T10:45:00+02:00
dTimStart: 2009-07-09T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Held pre job meeting prior to run 6 5/8" sand screen.
dTimEnd: 2009-07-09T11:00:00+02:00
dTimStart: 2009-07-09T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Picked up, made up and ran in hole with 6 5/8" screens to 199 m.
dTimEnd: 2009-07-09T15:00:00+02:00
dTimStart: 2009-07-09T11:00:00+02:00
md: 199
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Made up XO and ran in hole with blank 6 5/8" liner from 199 m to 247 m.
dTimEnd: 2009-07-09T16:00:00+02:00
dTimStart: 2009-07-09T15:00:00+02:00
md: 247
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Held pre job meeting prior to pick up liner hanger. Changed handling equipment.
dTimEnd: 2009-07-09T16:15:00+02:00
dTimStart: 2009-07-09T16:00:00+02:00
md: 247
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Picked up made up and ran in hole with liner hanger assembly to 263 m. Filled PBR with drill water.
dTimEnd: 2009-07-09T17:30:00+02:00
dTimStart: 2009-07-09T16:15:00+02:00
md: 263
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Rigged down casing tong and installed hydraulic power slips.
dTimEnd: 2009-07-09T18:30:00+02:00
dTimStart: 2009-07-09T17:30:00+02:00
md: 263
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Ran in hole with 6 5/8" liner screens on 5 ½" DP from 263 m to 1204.5 m. Tagged bottom with 5 tons.
dTimEnd: 2009-07-09T21:15:00+02:00
dTimStart: 2009-07-09T18:30:00+02:00
md: 1204.5
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Positioned string at 1201 m. Dropped 1 3/4" liner hanger setting ball and chased ball with 450 lpm, 8 bar. Pressure increased to 150 bar when ball landed in ball seat. Observed shear at 150 bars. Attempted to increase pressure to 165 bars, but pressure stabilized at 150 bars when pumping with 440 lpm.
dTimEnd: 2009-07-09T22:00:00+02:00
dTimStart: 2009-07-09T21:15:00+02:00
md: 1201
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Set down 30 tons to verify hanger set-OK.
dTimEnd: 2009-07-09T22:15:00+02:00
dTimStart: 2009-07-09T22:00:00+02:00
md: 1201
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Adjusted down weight on hanger to 10 tons. Released running tool with 8 right hand turns. Attempted to pick up 1 meter but took full string weight. Pressured up to 165 bar and held pressure for 2 minutes. Set down 30 ton on hanger. Adjusted down weight on hanger to 10 tons. Bleed down pressure on string from 165 bars to 9 bars. Released running tool with 8 right hand turns. Pulled 1 m up and confirmed running tool free. Pressured up to shear out ball seat, ball seat sheared out at 255 bars.
dTimEnd: 2009-07-09T22:45:00+02:00
dTimStart: 2009-07-09T22:15:00+02:00
md: 1201
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Picked up 3.8 m to extend packer actuator dogs above the PBR. Sat down 30 ton on PBR to set liner hanger packer, observed booth 2 shears. Pulled running tool out of PBR.
dTimEnd: 2009-07-09T23:00:00+02:00
dTimStart: 2009-07-09T22:45:00+02:00
md: 935
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Prepared pit space and started mixing of 1.03 sg NaCl brine. Not done earlier due to pit capacity.
dTimEnd: 2009-07-10T00:00:00+02:00
dTimStart: 2009-07-09T23:00:00+02:00
md: 935
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
Lithology and shows: