Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-28T00:00:00+01:00 to 2014-03-29T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-29T00:00:00+01:00
dTimDiaHoleStart: 2014-03-22T11:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Nipple up BOP. 
Install Bowl protector. RIH and retrieve annulus inserts.
Wah Multibowl and retrieve bowl protector.
R/U for running Tieback. Run 10 3/4" Tieback string. Land same.
RIH with Torque tool and make up Tieback connection.

hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 36
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Continued running Production Riser from 102 m. P/U and ran Tension joint.
Stabbed Riser string in WH. Removed Guide Funnel.
Landed of Riser string and locked TBC. Pressure tested same.
Installed Tension ring and centralizers. 
Performed survey to verify cut depth. Cut tension joint and retrieved cut to rig floor.
Lowered Multibowl.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-28T21:00:00+01:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Ran Production Riser from 95 to 102 m. 
P/U Tension joint to Catwalk.
Broke coupling on Elevator.
dTimEnd: 2014-03-28T00:30:00+01:00
dTimStart: 2014-03-28T00:00:00+01:00
md: 102
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Changed coupling on Elevator.
dTimEnd: 2014-03-28T01:00:00+01:00
dTimStart: 2014-03-28T00:30:00+01:00
md: 102
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Continued P/U Tension joint from Catwalk, made up and tested connection. Ran same and landed off on Landing plate on spider. 
P/U stand of 5 1/2" DP and flanged XO. M/U flanged connection to Tension joint and connected DP to TDS.
dTimEnd: 2014-03-28T04:00:00+01:00
dTimStart: 2014-03-28T01:00:00+01:00
md: 119
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lifted Riser String and removed Landing plate.
ROV removed Dust cap.
dTimEnd: 2014-03-28T04:15:00+01:00
dTimStart: 2014-03-28T04:00:00+01:00
md: 119
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered very carefully Production Riser on landing string. Closed spider for guiding.
Continued running until just above Guide Funnel.
dTimEnd: 2014-03-28T04:45:00+01:00
dTimStart: 2014-03-28T04:15:00+01:00
md: 136
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held TBT for landing.
dTimEnd: 2014-03-28T05:00:00+01:00
dTimStart: 2014-03-28T04:45:00+01:00
md: 136
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Stabbed Riser over Well Head.
dTimEnd: 2014-03-28T05:30:00+01:00
dTimStart: 2014-03-28T05:00:00+01:00
md: 136
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed Guide Funnel and spotted on Sea Bed.
dTimEnd: 2014-03-28T06:45:00+01:00
dTimStart: 2014-03-28T05:30:00+01:00
md: 136
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed Guide wires.
dTimEnd: 2014-03-28T07:00:00+01:00
dTimStart: 2014-03-28T06:45:00+01:00
md: 136
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran and flushed Hot stab from Moonpool.
dTimEnd: 2014-03-28T07:30:00+01:00
dTimStart: 2014-03-28T07:00:00+01:00
md: 136
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed Production Riser with 15 T. Locked to WH.
Performed 10 T overpull test.
Production advised to start up wells at 08:04 hrs.
dTimEnd: 2014-03-28T08:15:00+01:00
dTimStart: 2014-03-28T07:30:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Confirmed line up from cement unit and filled Riser with Seawater.
dTimEnd: 2014-03-28T08:30:00+01:00
dTimStart: 2014-03-28T08:15:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed line test to 200 bar for 5 min.
dTimEnd: 2014-03-28T08:45:00+01:00
dTimStart: 2014-03-28T08:30:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pressure test of TBC and Production riser to 20/200 bar for 5/10 min.
Pumped/bled off 408 ltr.
dTimEnd: 2014-03-28T09:00:00+01:00
dTimStart: 2014-03-28T08:45:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Bled off pressure and drained string to tension joint.
dTimEnd: 2014-03-28T09:15:00+01:00
dTimStart: 2014-03-28T09:00:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Flushed TBC.
Meanwhile installed Boat collision stool and prepared for Tension ring installation.
dTimEnd: 2014-03-28T10:15:00+01:00
dTimStart: 2014-03-28T09:15:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Recovered hotstab, Guide wire and wire clap to Moonpool.
dTimEnd: 2014-03-28T11:15:00+01:00
dTimStart: 2014-03-28T10:15:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed hatches on F-6 and half moons on F-1.
Installed Tension cylinder on ring.
dTimEnd: 2014-03-28T13:00:00+01:00
dTimStart: 2014-03-28T11:15:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed Riser centralizer in tension deck.
dTimEnd: 2014-03-28T14:00:00+01:00
dTimStart: 2014-03-28T13:00:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Transferred 36 T from TDS to tension ring.
dTimEnd: 2014-03-28T14:30:00+01:00
dTimStart: 2014-03-28T14:00:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed survey to verify cutting depth.
dTimEnd: 2014-03-28T16:00:00+01:00
dTimStart: 2014-03-28T14:30:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT for cutting of Riser.
dTimEnd: 2014-03-28T16:15:00+01:00
dTimStart: 2014-03-28T16:00:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up cutting equipment on tension joint.
Cut same. Distance cut to RKB: 21,07 m
dTimEnd: 2014-03-28T17:45:00+01:00
dTimStart: 2014-03-28T16:15:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Retrieved cut to drill floor.
Removed Riser Spider and installed outer ring and Master bushing.
Broke off cut and handling sub.
dTimEnd: 2014-03-28T18:45:00+01:00
dTimStart: 2014-03-28T17:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Started to dress off cut.
dTimEnd: 2014-03-28T19:00:00+01:00
dTimStart: 2014-03-28T18:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Dressing off cut at WH.
Meanwhile performed TBT.
dTimEnd: 2014-03-28T19:15:00+01:00
dTimStart: 2014-03-28T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Dressing off cut at WH.
Meanwhile cleared rig floor of Riser running equimpent.
F11 & F12  depressurized at 19:51 hrs.
dTimEnd: 2014-03-28T22:00:00+01:00
dTimStart: 2014-03-28T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held TBT for running Multibowl.
dTimEnd: 2014-03-28T22:15:00+01:00
dTimStart: 2014-03-28T22:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U HP Riser joint and Claxton handling tool. M/U same to Multibowl.
dTimEnd: 2014-03-28T23:00:00+01:00
dTimStart: 2014-03-28T22:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed bushings.
dTimEnd: 2014-03-28T23:15:00+01:00
dTimStart: 2014-03-28T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran Multibowl through rotary.
dTimEnd: 2014-03-28T23:30:00+01:00
dTimStart: 2014-03-28T23:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed bushings and set in slips.
dTimEnd: 2014-03-28T23:45:00+01:00
dTimStart: 2014-03-28T23:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U XO to Claxton tool and P/U and M/U one stand of 5 1/2" DP.
dTimEnd: 2014-03-29T00:00:00+01:00
dTimStart: 2014-03-28T23:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: