Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-07T00:00:00+01:00 to 2008-01-08T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-08T00:00:00+01:00
dTimDiaHoleStart: 2008-01-03T16:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Repair AFT PRS.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 0
mdPlanned: -999.99
mdPlugTop: 3480
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 105
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Performed repair work on AFT PRS upper drive. Meanwhile laid out TCP guns, tested Siemens/ESD system and lifted Xmas tree to moonpool.
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-07T21:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-08T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Waited on qualified rest for scaffolding crews.

Meanwhile :
-Continued rigging down security net
-Performed service on TDS
-Tested MS-seal setting tool
-General houskeeipng in drilling areas
dTimEnd: 2008-01-07T06:00:00+01:00
dTimStart: 2008-01-07T00:00:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Prepared for removing scaffolding around AFT PRS.
dTimEnd: 2008-01-07T07:30:00+01:00
dTimStart: 2008-01-07T06:00:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Removed part of scaffolding around AFT PRS.
dTimEnd: 2008-01-07T09:30:00+01:00
dTimStart: 2008-01-07T07:30:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Turned AFT PRS 180 deg for better access to upper drive / shaft.
dTimEnd: 2008-01-07T09:45:00+01:00
dTimStart: 2008-01-07T09:30:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Installed security net underneath AFT PRS.
dTimEnd: 2008-01-07T10:45:00+01:00
dTimStart: 2008-01-07T09:45:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Rebuilt scaffolding around AFT PRS. Meanwhile laid out TCP guns on top of tubing in STB AFT bay.
dTimEnd: 2008-01-07T12:30:00+01:00
dTimStart: 2008-01-07T10:45:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Performed repair work on AFT PRS upper drive. Meanwhile tested Siemens/ESD system.
dTimEnd: 2008-01-07T16:00:00+01:00
dTimStart: 2008-01-07T12:30:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Not able to do effective/continuous repair of AFT PRS due to interruptions in power supply from ongoing test of Siemens/ESD system.
dTimEnd: 2008-01-07T21:30:00+01:00
dTimStart: 2008-01-07T16:00:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Finished testing of Siemens/ESD system. Worked on AFT PRS upper drive.
dTimEnd: 2008-01-08T00:00:00+01:00
dTimStart: 2008-01-07T21:30:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
Lithology and shows: