Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2015-08-06T00:00:00+02:00 to 2015-08-07T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-08-07T00:00:00+02:00
dTimDiaHoleStart: 2015-08-05T11:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Prepare SLB perf. equipment. Install lubricator and test same.
hpht: 0
md: -999.99
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
sum24Hr: Rigged up W/L equipment on pipe deck. Leak tested BOP on stump. Recieved well from production dept. to D&W. Installed lower riser and BOP to XMT.
tightWell: 0
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to hook up units to rig power and Fire & Gas. 
Meanwhile prepared hoses for BOP test and chicksan for XMT.
dTimEnd: 2015-08-06T03:00:00+02:00
dTimStart: 2015-08-06T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Function tested BOP. Leak tested same on stump to 345 bar.
Meanwhile changed well hatch to wireline hatch in moonpool.
dTimEnd: 2015-08-06T07:00:00+02:00
dTimStart: 2015-08-06T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Function tested wireline winch and spooled out cable.
dTimEnd: 2015-08-06T08:00:00+02:00
dTimStart: 2015-08-06T07:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed TBT for building GIH.
dTimEnd: 2015-08-06T08:15:00+02:00
dTimStart: 2015-08-06T08:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Started to build GIH.
dTimEnd: 2015-08-06T10:00:00+02:00
dTimStart: 2015-08-06T08:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed start up meeting for operation with dayshift.
dTimEnd: 2015-08-06T11:00:00+02:00
dTimStart: 2015-08-06T10:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued to build GIH and threaded cable through same.
dTimEnd: 2015-08-06T12:00:00+02:00
dTimStart: 2015-08-06T11:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Spotted W/L grease and RX72 to drill floor. Rearranged equipment on pipedeck and completed Z-015 checklist.
Meanwhile prepared BOP for lifting.
dTimEnd: 2015-08-06T15:30:00+02:00
dTimStart: 2015-08-06T12:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lifted BOP down to wellhead area and riser pieces to drill floor.
dTimEnd: 2015-08-06T16:30:00+02:00
dTimStart: 2015-08-06T15:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Well handed over from production to D&W.
Meanwhile: Build lubricator and riser horizontally on drillfloor. 

dTimEnd: 2015-08-06T19:00:00+02:00
dTimStart: 2015-08-06T16:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Rigged up chiksan lines on XMT kill wing manifold. Hooked up Altus pump skid for local control of DHSV and HMV.
dTimEnd: 2015-08-07T00:00:00+02:00
dTimStart: 2015-08-06T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: