Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2007-12-27T00:00:00+01:00 to 2007-12-28T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-12-28T00:00:00+01:00
dTimDiaHoleStart: 2007-12-23T15:45:00+01:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 20" casing. 
hpht: 0
md: 1095
mdCsgLast: 220.6
mdDiaHoleStart: 226
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 10
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Pumped 30 m³ Hi-vis, displaced out same. Pumped 100 m³ 1.40 SG mud. Lubricated OOH from 1378 m to 798 m. POOH from 798 m to surface. L/O 26" BHA. Rigged up 20" casing handling equipment. Picked up shoe joint and made up intermediate joint, Baker locked same.
tightWell: 0
tvd: 1369
tvdCsgLast: 220.6
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2007-12-27T08:00:00+01:00
density: 1.4
locationSample: Reserve pit
md: 1378
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 132
yp: -999.99
Pore pressure:
dTim: 2007-12-28T00:00:00+01:00
equivalentMudWeight: 1.03
md: 1378
readingKind: estimated
Survey stations:
Activities:
comments: Reamed from 1205 m to 1378 m. Flow 4200 lpm / SPP 150 bars / Torque 7-22 kNm/ RPM 40 /Bit RPM 160.

dTimEnd: 2007-12-27T05:30:00+01:00
dTimStart: 2007-12-27T00:00:00+01:00
md: 1378
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pumped 30 m³ Hi-vis started displacing out same with 3500 lpm / 108 bars, reciprocated the string. 

dTimEnd: 2007-12-27T06:00:00+01:00
dTimStart: 2007-12-27T05:30:00+01:00
md: 1377
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Displaced 30 m³ Hi-vis around at 5000 lpm / 190 bars. Reciprocated the string.

dTimEnd: 2007-12-27T07:15:00+01:00
dTimStart: 2007-12-27T06:00:00+01:00
md: 1378
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pumped 100 m³ 1.40 SG mud, 4000 lpm / 125 bars.

dTimEnd: 2007-12-27T08:15:00+01:00
dTimStart: 2007-12-27T07:15:00+01:00
md: 1378
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Lubricated out of hole with 26" drilling BHA, from 1378 m to 798 m, flow 1000 lpm / SPP 3 bars / RPM 40 / bit RPM 70, torque 6 - 8 kNm.

dTimEnd: 2007-12-27T13:30:00+01:00
dTimStart: 2007-12-27T08:15:00+01:00
md: 798
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: At 798 m displaced well to 1.40 SG mud, flow 4000 lpm / SPP 150 bars. Reciprocated the string. Pumped a total of 475 m³ 1.40 SG mud since started lubricating out of the hole.
dTimEnd: 2007-12-27T14:30:00+01:00
dTimStart: 2007-12-27T13:30:00+01:00
md: 798
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 26" drilling BHA from 798 m to 238 m. Worked through tight spot at 548 m. Overpull 15 - 20 tonnes.

dTimEnd: 2007-12-27T16:30:00+01:00
dTimStart: 2007-12-27T14:30:00+01:00
md: 238
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued POOH with 26" drilling BHA from 238 m to 156 m.

dTimEnd: 2007-12-27T17:00:00+01:00
dTimStart: 2007-12-27T16:30:00+01:00
md: 156
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Made up string to TDS. Topped up the hole with 15 m³ 1.40 SG mud. Meanwhile cleaned rig floor.

dTimEnd: 2007-12-27T17:30:00+01:00
dTimStart: 2007-12-27T17:00:00+01:00
md: 156
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled bit out of funnel 121 m. Held tool box talk prior to change out PS-21slips to master bushing and check dies on PRS. Performed same.

dTimEnd: 2007-12-27T18:15:00+01:00
dTimStart: 2007-12-27T17:30:00+01:00
md: 121
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued POOH with 26" drilling BHA from 121 m. Removed clay as BHA were pulled out. Stabiliser above bit was covered in dry clay. Racked back 8¼" DC. Laid out NMDC, MWD and Motor.
dTimEnd: 2007-12-27T23:00:00+01:00
dTimStart: 2007-12-27T18:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor. Held tool box talk prior to rig up 20" casing handling equipment.

dTimEnd: 2007-12-27T23:30:00+01:00
dTimStart: 2007-12-27T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Started to rig 20" casing handling equipment.

dTimEnd: 2007-12-28T00:00:00+01:00
dTimStart: 2007-12-27T23:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: