Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-20T00:00:00+01:00 to 2008-01-21T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-21T00:00:00+01:00
dTimDiaHoleStart: 2008-01-16T05:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with tubing puncher. Punch holes in 9 5/8" csg to get communication to 10 3/4" x 14" annulus. POOH. Pressure test 10 3/4" x 14" annulus and wellhead to 220 bar / 10 min. Run perforation guns to 3303 m MD. 
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 118
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Waited for tubing puncher equipment and personnel to arrive on the rig. Spotted and RU WL equipment. 
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-20T00:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-21T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Waited for tubing puncher equipment and schlumberger personnel to arrive on the rig.

Tested shear rams 20/345 bar 10 min with packer fluid, 82 ltrs pumped and 78 ltrs in return. POOH with test plug and LO same. RIH with WB and sat same.
dTimEnd: 2008-01-20T06:00:00+01:00
dTimStart: 2008-01-20T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Waited for tubing puncher equipment and schlumberger personnel to arrive on the rig.

Meanwhile:
-Performed derrick inspection after high winds
-Changed out encoder, replaced bended link on drag chain and calibrated AFT PRS.
-Cleared future equipment room.
-Performed maintenace on crew conveyer between CRI and STB transport conveyer
-Cleared rig floor prior to running WL.
dTimEnd: 2008-01-20T16:00:00+01:00
dTimStart: 2008-01-20T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Placed wireline units on cantiliver and port leg and hooked them up electrically. RU umbilical from Schlumberger logging unit to Seawell wireline winch. Installed add-on drum with 7/16" cable.

dTimEnd: 2008-01-21T00:00:00+01:00
dTimStart: 2008-01-20T16:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
Lithology and shows: