Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2016-09-02T00:00:00+02:00 to 2016-09-03T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-03T00:00:00+02:00
dTimDiaHoleStart: 2016-08-28T17:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Wait on equipment to free TH
- Work to free TH
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2949
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 6
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Discussed situation with onshore organization
- Waited for equipment to free TH
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Evaluating situation.
Meanwhile: Performed maintenance and housekeeping
dTimEnd: 2016-09-02T01:15:00+02:00
dTimStart: 2016-09-02T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for running spear and pack-off.
dTimEnd: 2016-09-02T01:30:00+02:00
dTimStart: 2016-09-02T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U spear assy with pack-off.
dTimEnd: 2016-09-02T01:45:00+02:00
dTimStart: 2016-09-02T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Inspected and serviced spear and grapple.
dTimEnd: 2016-09-02T02:00:00+02:00
dTimStart: 2016-09-02T01:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with spear to 25,1m. Enganged spear.
Attempted to pull free TH with 30 ton overpull. Observed WH moving.
Disengaged spear.
dTimEnd: 2016-09-02T03:15:00+02:00
dTimStart: 2016-09-02T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with spear assembly and racked back.
dTimEnd: 2016-09-02T03:30:00+02:00
dTimStart: 2016-09-02T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Evaluated situation.
Lined up to monitor well on TT and annulus gauge.
Meanwhile: Serviced drilling equipment. Performed housekeeping in moonpool.
dTimEnd: 2016-09-02T07:00:00+02:00
dTimStart: 2016-09-02T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Evaluated situation. Discussed situation w/ onshore organisation
Meanwhile: Moved casing tong to fox hole. Pressure tested stand pipe and choke manifolds to 20/345 bar for 5/10min. Prepared for slip&cut.
dTimEnd: 2016-09-02T09:45:00+02:00
dTimStart: 2016-09-02T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Evaluated situation. Discussed situation w/ onshore organisation
Meanwhile: Performed slip&cut.

dTimEnd: 2016-09-02T11:45:00+02:00
dTimStart: 2016-09-02T09:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Evaluated situation. Discussed situation w/ onshore organisation
Meanwhile: Calibrated drawworks
dTimEnd: 2016-09-02T12:15:00+02:00
dTimStart: 2016-09-02T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Waited on  brine prior displacing well to heavy fluid
Meanwhile: 
- Discussed with onshore organization.
- Greased valves on choke manifold.
- Serviced FWD PRS upper head rollers.
- Performed housekeeping
- Calibrated block weight sensor (mudlogger sensor)
dTimEnd: 2016-09-02T19:00:00+02:00
dTimStart: 2016-09-02T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Waited on  brine prior displacing well to heavy fluid
Meanwhile:
- Prepared temporary trip tank
- Serviced FWD PRS
- Performed housekeeping
- Cleaned pits
- Prepared tools and equipment for N/D BOP
dTimEnd: 2016-09-03T00:00:00+02:00
dTimStart: 2016-09-02T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: