Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-30T00:00:00+02:00 to 2013-10-01T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-01T00:00:00+02:00
dTimDiaHoleStart: 2013-09-29T06:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Perforate well.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 32
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Rigged up and prepared for wire line operations.
Perforated well.
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-30T15:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Rigged up and prepared equipment for perforation.
Made up perforation tool string.

Meanwhile:
Performed housekeeping and planned maintenance in all drilling areas.
Pressure tested stand pipe manifolds.
dTimEnd: 2013-09-30T04:30:00+02:00
dTimStart: 2013-09-30T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Rigged up and prepared equipment for perforation.
Made up perforation tool string and tested same.

Meanwhile:
Filled lubricator with MEG.
Leak tested WL lubricator and Quick Test Sub rig up to 30 / 200 bar - 5 /10 minutes.
Observed WL string stuck.

dTimEnd: 2013-09-30T07:00:00+02:00
dTimStart: 2013-09-30T04:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Observed WL string stuck.Not able to pull through lubricator tubes.
Broke QTS sub and released wire and tool.
Re-tested WL lubricator and Quick Test Sub rig up to 30 / 200 bar - 5 /10 minutes.
dTimEnd: 2013-09-30T10:00:00+02:00
dTimStart: 2013-09-30T07:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Broke off lubricator.
Performed pre-job safety meeting prior to handling of explosives.
dTimEnd: 2013-09-30T11:45:00+02:00
dTimStart: 2013-09-30T10:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Picked up and made up perforation gun assembly #1.
Made up and leak tested WL lubricator and Quick Test Sub rig up to 30 / 200 bar - 5 /10 minutes.
dTimEnd: 2013-09-30T14:45:00+02:00
dTimStart: 2013-09-30T11:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: RIH with perforation gun assembly #1 from surface to 3360 m. WHP 18 bar.
dTimEnd: 2013-09-30T20:00:00+02:00
dTimStart: 2013-09-30T14:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across perforation interval. 
Positioned gun with top shot at 3296 m. 
WHP 36 bar, bled down to 1,2 bar.
dTimEnd: 2013-09-30T22:00:00+02:00
dTimStart: 2013-09-30T20:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval between 3296 m to 3304 m.
WHP stabilized at 32 bar.
dTimEnd: 2013-09-30T22:15:00+02:00
dTimStart: 2013-09-30T22:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: POOH with perforation gun assembly #1 from 3304 m to 1361 m.
dTimEnd: 2013-10-01T00:00:00+02:00
dTimStart: 2013-09-30T22:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: