Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-28T00:00:00+01:00 to 2013-10-29T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 9
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-29T00:00:00+01:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pull production riser to surface. Run drilling riser.
hpht: 0
md: 2637
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 70
ropCurrent: -999.99
sum24Hr: Nippled down diverter and BOP. Retrieved high pressure surface riser joint. Connected multi-bowl running tool and rigged down tensioning system. Removed hatch on F10, ran guide wires and connected same to eagle clamps.
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-28T22:00:00+01:00
density: 1.21
locationSample: Active pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
dTim: 2013-10-28T15:00:00+01:00
density: 1.21
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 28
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 6
dTim: 2013-10-28T10:00:00+01:00
density: 1.21
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8.5
Pore pressure:
Survey stations:
Activities:
comments: Nippled down diverter and rigged up for nippling down BOP.
dTimEnd: 2013-10-28T02:15:00+01:00
dTimStart: 2013-10-28T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to nippling down BOP.
dTimEnd: 2013-10-28T02:30:00+01:00
dTimStart: 2013-10-28T02:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Nippled down BOP, transferred and landed same on test stump.
dTimEnd: 2013-10-28T04:15:00+01:00
dTimStart: 2013-10-28T02:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared Claxton tool, ran and connected same to high pressure surface riser joint. Drained riser through multi-bowl on lower annulus side outlet.

Meanwhile: Performed DROPS check prior to pulling riser.
dTimEnd: 2013-10-28T08:30:00+01:00
dTimStart: 2013-10-28T04:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Nippled down side outlets on riser, leaving two bolts on each outlet.
dTimEnd: 2013-10-28T09:15:00+01:00
dTimStart: 2013-10-28T08:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to removing half-moons on high pressure surface riser joint.
dTimEnd: 2013-10-28T09:30:00+01:00
dTimStart: 2013-10-28T09:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed half-moons on high pressure surface riser joint.
dTimEnd: 2013-10-28T10:15:00+01:00
dTimStart: 2013-10-28T09:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled high pressure surface riser joint free.
dTimEnd: 2013-10-28T10:30:00+01:00
dTimStart: 2013-10-28T10:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed bushings, pulled out with high pressure surface riser joint and laid out same to deck.
dTimEnd: 2013-10-28T11:45:00+01:00
dTimStart: 2013-10-28T10:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Nippled down multi-bowle side outlets and transferred same to rig floor.
dTimEnd: 2013-10-28T13:15:00+01:00
dTimStart: 2013-10-28T11:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U multi-bowl running tool and RIH with same on 5 1/2" DP. Landed running tool in multi-bowl and engaged same with 5 right hand turns. Picked up 47 tons overpull.
dTimEnd: 2013-10-28T14:00:00+01:00
dTimStart: 2013-10-28T13:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Bled down tension cylinders, transferring weight from tensioning system to top drive.
dTimEnd: 2013-10-28T15:15:00+01:00
dTimStart: 2013-10-28T14:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rigged down tensioning system.

Meanwhile: Installed cement hose to cement manifold and pressure tested same to 345 bar. Ok. Performed general rig maintenance.
dTimEnd: 2013-10-28T19:00:00+01:00
dTimStart: 2013-10-28T15:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to rigging down  tensioning system with new crew.
dTimEnd: 2013-10-28T19:15:00+01:00
dTimStart: 2013-10-28T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rigged down tensioning system.
dTimEnd: 2013-10-28T20:15:00+01:00
dTimStart: 2013-10-28T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to running guide wires and remove F10 hatch.
dTimEnd: 2013-10-28T20:30:00+01:00
dTimStart: 2013-10-28T20:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed F10 hatch and rigged up guide wires.

Meanwhile: Performed Pre-job meeting on drill floor prior to splitting riser spider.
dTimEnd: 2013-10-28T22:45:00+01:00
dTimStart: 2013-10-28T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to running guide wires.
dTimEnd: 2013-10-28T23:00:00+01:00
dTimStart: 2013-10-28T22:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Ran 10 tons and 6 tons guide wires and attached same with ROV.
dTimEnd: 2013-10-29T00:00:00+01:00
dTimStart: 2013-10-28T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: