Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2015-01-26T00:00:00+01:00 to 2015-01-27T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-01-27T00:00:00+01:00
dTimDiaHoleStart: 2015-01-26T15:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Hook up riser to divert. Pull and L/D TH, tubing and ESP assemblies. Install bore protector. R/U WL and log 13 3/8" casing and production riser. R/D WL. RIH and install Timelock plug.
hpht: 0
md: 1206
mdCsgLast: 1201
mdDiaHoleStart: 1206
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 1
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Well handed over from production. Disconnected flowline. Removed ball valve from spacer spool. Prepared to lift spacer spool and tubing bonnet. 
tightWell: 0
tvdCsgLast: 1012
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Well handed over from production. Held pre-job meeting for removal of flowline and ball valve.
Lifted off F-9 hatch cover in moonpool.
dTimEnd: 2015-01-26T16:00:00+01:00
dTimStart: 2015-01-26T15:30:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Disconnected flowline from F-9. Secured same on XMT deck.
dTimEnd: 2015-01-26T18:00:00+01:00
dTimStart: 2015-01-26T16:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Prepared to remove ball valve from flow head assembly.
dTimEnd: 2015-01-26T19:00:00+01:00
dTimStart: 2015-01-26T18:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Prepared to pull diverter.
dTimEnd: 2015-01-26T19:45:00+01:00
dTimStart: 2015-01-26T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for pulling diverter and securing same to DP in derrick.
dTimEnd: 2015-01-26T20:00:00+01:00
dTimStart: 2015-01-26T19:45:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Removed master bushings and outer ring, installed handrails around rotary. Installed diverter lifting eyes and connected lifting bridle.
dTimEnd: 2015-01-26T20:30:00+01:00
dTimStart: 2015-01-26T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled diverter and secured same to DP in derrick.
dTimEnd: 2015-01-26T21:00:00+01:00
dTimStart: 2015-01-26T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT for removing ball valve from spacer spool and pulling spacer spool and tubing bonnet to drill floor.
dTimEnd: 2015-01-26T21:30:00+01:00
dTimStart: 2015-01-26T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Removed ball valve from spacer spool and secured same on XMT deck.
dTimEnd: 2015-01-26T22:00:00+01:00
dTimStart: 2015-01-26T21:30:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Rigged up to pull spacer spool and tubing bonnet to drill floor. Made up release bolts on tubing bonnet.  Meanwhile Production dept shut-in nearby wells according to SimOps procedure.
dTimEnd: 2015-01-26T23:00:00+01:00
dTimStart: 2015-01-26T22:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Attempted to lift spacer spool and tubing bonnet without success, +/- 3 ton overpull. Slacked off weight and retried several times. No movement.
dTimEnd: 2015-01-27T00:00:00+01:00
dTimStart: 2015-01-26T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
Lithology and shows: