Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2016-10-21T00:00:00+02:00 to 2016-10-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-22T00:00:00+02:00
dTimDiaHoleStart: 2016-09-18T05:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
presTestType: leak off test
reportNo: 13
ropCurrent: -999.99
sum24Hr: None
tightWell: 0
tvdCsgLast: 3257
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: L/O riser joint (Lift #4).
Pulled riser (Lift #5). Cleaned off marine growth on centralizer deck.
Landed off riser onto elevator.
dTimEnd: 2016-10-21T00:30:00+02:00
dTimStart: 2016-10-21T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
Cut riser
R/D cutting machine
dTimEnd: 2016-10-21T00:45:00+02:00
dTimStart: 2016-10-21T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint (Lift #5).
Pulled riser (Lift #6). Cleaned off marine growth on centralizer deck.
Landed off riser onto elevator.
dTimEnd: 2016-10-21T01:15:00+02:00
dTimStart: 2016-10-21T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
Cut riser
R/D cutting machine
dTimEnd: 2016-10-21T01:30:00+02:00
dTimStart: 2016-10-21T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint (Lift #6).
Pulled riser (Lift #7).
L/O last riser joint.
dTimEnd: 2016-10-21T02:15:00+02:00
dTimStart: 2016-10-21T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor
dTimEnd: 2016-10-21T02:30:00+02:00
dTimStart: 2016-10-21T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed hatches and hole covers in moonpool and WH deck.
Removed scaffolding.

*** END OF REPORT ***
dTimEnd: 2016-10-21T03:30:00+02:00
dTimStart: 2016-10-21T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: