Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-11-24T00:00:00+01:00 to 2013-11-25T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-11-25T00:00:00+01:00
dTimDiaHoleStart: 2013-11-22T01:00:00+01:00
diaHole: 12.25
distDrill: 39
elevKelly: 54.9
fixedRig: false
forecast24Hr: R/U casing running equipment.
M/U and RIH w/ 9 5/8" shoe track in stands from derrick.
M/U and RIH w/ 9 5/8" casing joints in singles from deck and stands from derrick.
M/U and RIH 10 3/4" casing stands from derrick.

hpht: 0
md: 3299
mdCsgLast: 2612
mdDiaHoleStart: 2623
mdPlanned: -999.99
mdStrengthForm: 2623
presTestType: formation integrity test
reportNo: 15
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Drilled 12 1/4" hole to section TD at 3299 m.
Circulated hole clean, 3 x B/U.
Dropped and circulated gyro down.
POOH with 12 1/4" BHA, tripped as per Scientific instructions. Took gyro stations on way OOH.
Performed Statoil TOFS w/ drill crew #1.
L/D 12 1/4" BHA.
Retrieved wearbushing and jetted wellhead.
tightWell: 0
tvd: 2848.3
tvdCsgLast: 2457.4
tvdStrengthForm: 2468.9
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-11-24T03:00:00+01:00
density: 1.28
locationSample: Active pit
md: 3299.6
mudClass: oil based
presBopRating: 345
pv: 29
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
dTim: 2013-11-24T09:00:00+01:00
density: 1.28
locationSample: Flowline
md: 3299
mudClass: oil based
presBopRating: 345
pv: 29
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 9
dTim: 2013-11-24T21:00:00+01:00
density: 1.28
locationSample: Flowline
md: 3299
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
Pore pressure:
Survey stations:
azi: 85.66
dTim: 2013-11-25T00:00:00+01:00
incl: 66.93
md: 3275.1
tvd: 2837.5
Activities:
comments: Drilled 12 1/4" hole from 3260 m to section TD at 3299 m, average ROP: 11,3 m/hr.
WOB 12- 15 t. 3500 l/min/ 225 - 230 bar. 120 rpm / 25 - 36 kNm. ECD 1,30 sg.

Built 9 5/8" casing stands offline and racked same in derrick (64 stands racked in total).
P/U two intermediates w/ 2 centralizers and shoe joint. Built stand and racked same.
dTimEnd: 2013-11-24T03:30:00+01:00
dTimStart: 2013-11-24T00:00:00+01:00
md: 3299
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Circulated hole clean w/ 3850 l/min/ 250 bar, 120 RPM / 20 - 25 kNm, ECD 1,30 sg. Reciprocated string. circulated in total 3 x B/U.

P/U two joints w/ 2 centralizers and float collar joint. Built stand and racked same.

dTimEnd: 2013-11-24T06:45:00+01:00
dTimStart: 2013-11-24T03:30:00+01:00
md: 3299.6
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Flowchecked well on T/T. Observed 440 l/h losses.
dTimEnd: 2013-11-24T07:15:00+01:00
dTimStart: 2013-11-24T06:45:00+01:00
md: 3299
phase: fixed
proprietaryCode: drilling -- pressure detection
state: ok
stateDetailActivity: success
comments: Circulated w/ 3000 l/min/ 150 bar, 20 RPM / 17 kNm, 1,29 sg.
dTimEnd: 2013-11-24T07:30:00+01:00
dTimStart: 2013-11-24T07:15:00+01:00
md: 3299
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Initialized and dropped gyro as per Scientific Drilling instructions. Pumped tool down with 200 l/min, 9 bar.
dTimEnd: 2013-11-24T08:30:00+01:00
dTimStart: 2013-11-24T07:30:00+01:00
md: 3299
phase: fixed
proprietaryCode: drilling -- survey
state: ok
stateDetailActivity: success
comments: POOH with 12 1/4" BHA on 5 1/2" DP from 3299 m to 3100 m. Pulled wet and with restricted speed as per Scientific Drilling instructions.
dTimEnd: 2013-11-24T09:15:00+01:00
dTimStart: 2013-11-24T08:30:00+01:00
md: 3100
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pumped 3 m3 slug and chased same.
dTimEnd: 2013-11-24T09:30:00+01:00
dTimStart: 2013-11-24T09:15:00+01:00
md: 3100
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH on 5 1/2" DP from 3100 m to 2575 m. Avg. tripping speed 420 m/hr.
Pulled with restriced speed due to drop gyro.
dTimEnd: 2013-11-24T10:45:00+01:00
dTimStart: 2013-11-24T09:30:00+01:00
md: 2575
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flowchecked well inside shoe for 15 min, well static.
dTimEnd: 2013-11-24T11:00:00+01:00
dTimStart: 2013-11-24T10:45:00+01:00
md: 2575
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH on 5 1/2" DP from 2575 m to 1808 m. Avg. tripping speed 512 m/hr.
Restricted speed and stoped for surveys as per Scientific instructions.
dTimEnd: 2013-11-24T12:30:00+01:00
dTimStart: 2013-11-24T11:00:00+01:00
md: 1808
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH on 5 1/2" DP from 1808 m to 2575 m.
Took check surveys as per Scientific instructions.
dTimEnd: 2013-11-24T13:15:00+01:00
dTimStart: 2013-11-24T12:30:00+01:00
md: 1929
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH on 5 1/2" DP from 1929 m to 390 m.  Avg. tripping speed 1231,2 m/hr.
dTimEnd: 2013-11-24T14:30:00+01:00
dTimStart: 2013-11-24T13:15:00+01:00
md: 390
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: M/U TDS and took rotational survey as per Scientific instructions.
dTimEnd: 2013-11-24T14:45:00+01:00
dTimStart: 2013-11-24T14:30:00+01:00
md: 390
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH from 390 m to 230 m.
dTimEnd: 2013-11-24T15:00:00+01:00
dTimStart: 2013-11-24T14:45:00+01:00
md: 230
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min, well static.
dTimEnd: 2013-11-24T15:15:00+01:00
dTimStart: 2013-11-24T15:00:00+01:00
md: 230
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed Statoil TOFS with drill crew #1 and third party personnel.
dTimEnd: 2013-11-24T16:00:00+01:00
dTimStart: 2013-11-24T15:15:00+01:00
md: 230
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Removed auto slips and installed master bushing.
dTimEnd: 2013-11-24T16:15:00+01:00
dTimStart: 2013-11-24T16:00:00+01:00
md: 230
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH from 230 m to 85 m and racked 5 1/2" HWDP.
dTimEnd: 2013-11-24T16:30:00+01:00
dTimStart: 2013-11-24T16:15:00+01:00
md: 85
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: B/O double HWDP, recovered drop gyro. M/U stand and R/B same.
dTimEnd: 2013-11-24T17:00:00+01:00
dTimStart: 2013-11-24T16:30:00+01:00
md: 72
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: L/D 12 1/4" BHA as per DD laydown plan.
dTimEnd: 2013-11-24T17:30:00+01:00
dTimStart: 2013-11-24T17:00:00+01:00
md: 33
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Plugged in and downloaded data from BCPM and CoPilot.
dTimEnd: 2013-11-24T18:45:00+01:00
dTimStart: 2013-11-24T17:30:00+01:00
md: 33
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: B/O and L/O module #4.
dTimEnd: 2013-11-24T19:00:00+01:00
dTimStart: 2013-11-24T18:45:00+01:00
md: 33
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed TBT with new night shift for laying out BHA.
dTimEnd: 2013-11-24T19:15:00+01:00
dTimStart: 2013-11-24T19:00:00+01:00
md: 33
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Layed out 12 1/4" BHA in modules from 33 m to surface.
dTimEnd: 2013-11-24T20:45:00+01:00
dTimStart: 2013-11-24T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2013-11-24T21:00:00+01:00
dTimStart: 2013-11-24T20:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: P/U stand, made up jetting sub. M/U wearbushing running and retrieval tool (WBRRT).
dTimEnd: 2013-11-24T21:30:00+01:00
dTimStart: 2013-11-24T21:00:00+01:00
md: 20
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH w/ WBRRT, landed same and set down 5 - 7 t as per Vetco instructions.
Released wearbushing w/ 40 t overpull.
dTimEnd: 2013-11-24T22:15:00+01:00
dTimStart: 2013-11-24T21:30:00+01:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Racked stand, M/U TDS. Flushed wellhead with 2000 l/min, 30 bar.
dTimEnd: 2013-11-24T22:45:00+01:00
dTimStart: 2013-11-24T22:15:00+01:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Dropped 3" drift for landing string. POOH with WBRRT to surface.
dTimEnd: 2013-11-24T23:30:00+01:00
dTimStart: 2013-11-24T22:45:00+01:00
md: 46
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Inspected wearbushing, released/re-set RT and L/O same.
dTimEnd: 2013-11-25T00:00:00+01:00
dTimStart: 2013-11-24T23:30:00+01:00
md: 46
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: