Daily Drilling Report
Well: NO 15/9-F-9
Report period: 2008-08-28T00:00:00+02:00 to 2008-08-29T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-09T00:00:00+01:00
dateDrillComplete: 2008-08-31
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-29T00:00:00+02:00
dTimDiaHoleStart: 2008-08-26T12:00:00+02:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: MU and RIH with 12 1/4" BHA. Drill out 13 3/8" shoe using SW and hi-vis. Clean out rat hole. Displace to new 1.28 sg "sized salt (Soludril-N)" WBM.
hpht: 0
md: 919
mdCsgLast: 909.8
mdDiaHoleStart: 919
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 13
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Installed tension cylinders. Cut and beveled riser. Installed multibowl and surface riser. Installed diverter.
tightWell: 0
tvd: 913
tvdCsgLast: 905.1
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2008-08-28T14:00:00+02:00
density: 1.28
filtrateLtlp: 13.6
locationSample: Reserve pit
md: 918
mudClass: water based
presBopRating: 0
pv: 28
type: Soludril-N
visFunnel: -999.99
yp: 17.5
dTim: 2008-08-28T22:00:00+02:00
density: 1.28
filtrateLtlp: 14.6
locationSample: Reserve pit
md: 918
mudClass: water based
presBopRating: 0
pv: 28
type: Soludril-N
visFunnel: -999.99
yp: 18
dTim: 2008-08-28T00:00:00+02:00
density: 1.27
locationSample: Reserve pit
md: 918
mudClass: water based
presBopRating: 0
pv: 37
type: Soludril-N
visFunnel: 75
yp: 20.5
Pore pressure:
Survey stations:
Activities:
comments: Measured and marked groves on tensioner joint. Installed centralizer and boat collision stool in Centralizer deck. Made up contact ring. Made up tensioner assembly half hubs. Raised tensioner assembly to contact ring using tensioner cylinders.
dTimEnd: 2008-08-28T06:00:00+02:00
dTimStart: 2008-08-28T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued raising tensioner assembly to contact ring using tensioner cylinders. Adjusted pressure to 90 bar and transferred tension from block to tension cylinders. Installed centralizer in Tensioner deck.
dTimEnd: 2008-08-28T13:30:00+02:00
dTimStart: 2008-08-28T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Measured and marked tensioner joint 136,0 cm above Tensioner deck. Rigged up, adjusted and dressed Norse cutting equipment on tensioner joint. Barriered off area. Adjusted block weight to put slight overpull at cut height. Drained riser through port on running flange.
dTimEnd: 2008-08-28T14:45:00+02:00
dTimStart: 2008-08-28T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cut riser according to Norse cutting procedure. Retrieved cut part of tensioner joint. Removed riser spider. Installed outer ring and masterbushing. Broke out landing stand. Laid out cut part of tensioner joint. Installed hole cover in rotary.

Meanwhile put debris barrier inside tensioner joint. Re-configured cutting jig for making bevel. Cut bevel. Used handtools to dress cut and bevel. Removed cutting jig, cleared and tidied Tensioner deck.
dTimEnd: 2008-08-28T16:45:00+02:00
dTimStart: 2008-08-28T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed hatch cover on F-9. BO and LO riser running tool. RU to lay out riser spider and moved to main deck. Took TDS measurements for "riser project".
dTimEnd: 2008-08-28T19:00:00+02:00
dTimStart: 2008-08-28T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed 4 slings in pad-eys on surface riser for dual lift in order to avoid F-4/F-5 shut-in. Lifted surface riser into drillfloor with crane and drillfloor tugger. Hooked slings on to TDS bails and picked up surface riser with top drive.  

Meanwhile removed hatches on F-9 and lifted Norse cutting equipment from tension deck to moonpool.
dTimEnd: 2008-08-28T20:30:00+02:00
dTimStart: 2008-08-28T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lifted multibowl onto rotary using PRS. Installed bowl protector in multibowl and lowered surface riser to connect onto multibowl. RU 2 slings from surface riser to pad-eys on multibowl for dual lift.
dTimEnd: 2008-08-28T21:30:00+02:00
dTimStart: 2008-08-28T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled master bushings and outer ring. Lowered multibowl from drillfloor to well head. Slipped multibowl over tension joint and adjusted to correct orientation STB - against F-14.
dTimEnd: 2008-08-28T22:30:00+02:00
dTimStart: 2008-08-28T21:30:00+02:00
md: 20
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Injected and energized plastic in upper and lower BT-seals. Tested BT seals to 70 bar / 10 min - ok. Energized multibowl slips by torquing up cap screws to 600 ft-lbs.
dTimEnd: 2008-08-29T00:00:00+02:00
dTimStart: 2008-08-28T22:30:00+02:00
md: 20
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: