Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2007-08-26T00:00:00+02:00 to 2007-08-27T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
daysBehind: 26.7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-08-27T00:00:00+02:00
dTimDiaHoleStart: 2007-08-26T01:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Complete setting of liner hanger. Perform cement job. Release from Liner hanger. Set TSP packer. Circulated hole clean. POOH, L/O TSP packer running tool assy. P/U Clean out assy. RIH same.
hpht: 0
md: 3520
mdCsgLast: 3113
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 75
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RIH w/ 7" liner on 5½" DP. Tagged bottom at 3520m picked up 1m. M/U cement head. Commenced setting the liner hanger according to Weatherford procedure. 
tightWell: 0
tvd: 3106.6
tvdCsgLast: 2865.6
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2007-08-26T22:00:00+02:00
density: 1.4
locationSample: Active pit
md: 3520
mudClass: oil based
presBopRating: 690
pv: 30
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10.5
Pore pressure:
dTim: 2007-08-27T00:00:00+02:00
equivalentMudWeight: 1.29
md: 3114
readingKind: estimated
dTim: 2007-08-27T00:00:00+02:00
equivalentMudWeight: 1.14
md: 3127.9
readingKind: estimated
dTim: 2007-08-27T00:00:00+02:00
equivalentMudWeight: 1.14
md: 3490.4
readingKind: estimated
Survey stations:
Activities:
comments: Cleaned and cleared rig floor. Function tested BOP.
dTimEnd: 2007-08-26T01:00:00+02:00
dTimStart: 2007-08-26T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to R/U 7" liner handling equipment. R/U 7" liner handling equipment.
dTimEnd: 2007-08-26T03:45:00+02:00
dTimStart: 2007-08-26T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to RIH w/ 7" liner.
dTimEnd: 2007-08-26T04:00:00+02:00
dTimStart: 2007-08-26T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U shoe, float, and landing collar. Made up same with Bakerlock. RIH w/ 7" liner from 39m to 63m
dTimEnd: 2007-08-26T06:00:00+02:00
dTimStart: 2007-08-26T04:00:00+02:00
md: 63
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH w/ 7" liner from 63m to 147m, filling every 5th. joint.
dTimEnd: 2007-08-26T07:00:00+02:00
dTimStart: 2007-08-26T06:00:00+02:00
md: 147
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk with day shift prior to RIH w/ 7" liner.  Continued RIH w/ 7" liner from 147m to 440m, filling every 5th. joint. Problem M/U 7" liner joints.
dTimEnd: 2007-08-26T11:30:00+02:00
dTimStart: 2007-08-26T07:00:00+02:00
md: 440
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Laid out 4 joints due to damaged threads and replaced w/ the 3 back-up.
dTimEnd: 2007-08-26T14:00:00+02:00
dTimStart: 2007-08-26T11:30:00+02:00
md: 487
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Changed to 5½" DP elevators. P/U hanger/TSP packer assembly and made up same as per Weatherford procedure. Removed 7" FMS slips, installed master bushing. Filled PBR with Hi-visc mud. Took up/down weight 86/83 MT
dTimEnd: 2007-08-26T15:30:00+02:00
dTimStart: 2007-08-26T14:00:00+02:00
md: 487
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/D Odfjell 7" casing tong. Removed HTS rollers, cleared and cleaned rig floor.
dTimEnd: 2007-08-26T16:00:00+02:00
dTimStart: 2007-08-26T15:30:00+02:00
md: 487
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box prior to RIH w/ 7" liner on 5½" DP.
dTimEnd: 2007-08-26T16:15:00+02:00
dTimStart: 2007-08-26T16:00:00+02:00
md: 487
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed PS-21 slips. Continued RIH w/ 7" liner on 5½" DP from 487m to  3036m, filling every 5th stand. Entered 9 5/8" liner @ 2404m without any obstructions.
dTimEnd: 2007-08-27T00:00:00+02:00
dTimStart: 2007-08-26T16:15:00+02:00
md: 3036
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: