Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-04-06T00:00:00+02:00 to 2013-04-07T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
daysBehind: 18.8
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-04-07T00:00:00+02:00
dTimDiaHoleStart: 2013-03-23T05:30:00+01:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run and land HPDR.
hpht: 0
md: 1365
mdCsgLast: 1357.7
mdDiaHoleStart: 257
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 32
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Rigged up and ran HPDR to 21 meter.
tightWell: 0
tvd: 1345.5
tvdCsgLast: 1334
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2013-04-07T00:00:00+02:00
density: 1.03
md: -999.99
mudClass: other
presBopRating: 345
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Rigged up and prepared to run HPDR.
Picked up HPU unit and tested Claxton running tool on cantilever.
Connected Claxton tool to top riser joint, pressure tested same to 35 bar, OK.

Performed pre-job meeting with oncoming crews.

dTimEnd: 2013-04-06T07:30:00+02:00
dTimStart: 2013-04-06T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed master bushings and installed riser spider. 
Function tested riser spider and removed lifting bridal.
dTimEnd: 2013-04-06T09:00:00+02:00
dTimStart: 2013-04-06T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to run HPDR.
dTimEnd: 2013-04-06T09:30:00+02:00
dTimStart: 2013-04-06T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up TBC / Stress joint and ran through rotary, landed same in spider.
dTimEnd: 2013-04-06T10:30:00+02:00
dTimStart: 2013-04-06T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up lower riser pup joint.
Prepared seal faces on joint connection and landed same onto TBC / Stress joint in rotary.
dTimEnd: 2013-04-06T12:00:00+02:00
dTimStart: 2013-04-06T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Not able to make up flange between riser joints due to studs too long.
Technical Team fabricated spacer washer for shimming hydraulic jacks.

Meanwhile:
Rigged up wires for guide line system in moonpool.
Prepared next riser joints on cantilever deck.
dTimEnd: 2013-04-06T17:30:00+02:00
dTimStart: 2013-04-06T12:00:00+02:00
md: 12
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: operation failed
comments: Made up connection between TBC / Stress joint and lower riser pup joint.
Installed fairings (Anti collision protection).

Meanwhile:
Installed lift nubbin on riser joint #4.
dTimEnd: 2013-04-06T21:00:00+02:00
dTimStart: 2013-04-06T17:30:00+02:00
md: 12
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Function tested TBC in moonpool, functions OK.
Observed minor leak from hotstab dummy with valves on TBC valve panel in open position.
Checked position of valves and confirmed with town.
Shut valves on TBC valve panel. No leak observed.
dTimEnd: 2013-04-06T23:00:00+02:00
dTimStart: 2013-04-06T21:00:00+02:00
md: 12
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran in hole from 12 m to 21 m with HPDR.
Picked up joint #4, removed lift nubbin and checked seal faces.
dTimEnd: 2013-04-07T00:00:00+02:00
dTimStart: 2013-04-06T23:00:00+02:00
md: 21
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: