Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-07T00:00:00+01:00 to 2014-02-08T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
daysBehind: 1
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-08T00:00:00+01:00
dTimDiaHoleStart: 2014-02-03T20:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Commence work on TDS brake disc.
Run Drilling Risers.

hpht: 0
md: 3147
mdCsgLast: 3090.1
mdDiaHoleStart: 3147
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 14
ropCurrent: -999.99
sum24Hr: Removed hatches and installed sheaves for Guidewires. Ran Guidewires and Minireel.
Removed dummy Hotstab and inserted Hotstab.
Waited for boat handling. 
Disconnected Production Riser. Installed Spider and pulled PR and L/D same to deck. 
tightWell: 0
tvdCsgLast: 2895
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-07T22:00:00+01:00
density: 1.37
locationSample: Reserve pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 27
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 5
dTim: 2014-02-07T12:00:00+01:00
density: 1.37
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 29
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 4.5
Pore pressure:
Survey stations:
Activities:
comments: Continued to remove hatches from slot F-6 and rigged up sheaves in moonpool to run Guidewires and Mini reel hose.
dTimEnd: 2014-02-07T02:00:00+01:00
dTimStart: 2014-02-07T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Launched ROV and ran Guidewires. Attached same to Eagle clamps. 
Sat down 15 T on tieback connector. 
Meanwhile ran Hotstab.
dTimEnd: 2014-02-07T04:00:00+01:00
dTimStart: 2014-02-07T02:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed Dummy Hotstab. 
Flushed the Hotstab and installed into receptacle at the top of Connector.
Manipulated valve to test same.
dTimEnd: 2014-02-07T04:30:00+01:00
dTimStart: 2014-02-07T04:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Waiting on crane and supply vessel to clear congested decks and drill floor due poor weather conditions in the past few days.
Maenwhile prepare to retreive HP production risers.
dTimEnd: 2014-02-07T06:00:00+01:00
dTimStart: 2014-02-07T04:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waiting on crane and supply vessel to clear congested decks and drill floor due poor weather conditions in the past few days.
Meanwhile held TBT and landed BOP on NT2 connector. Isolated TDS. Performed rig floor PMs.
dTimEnd: 2014-02-07T08:15:00+01:00
dTimStart: 2014-02-07T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Held TBT before disconnecting.
dTimEnd: 2014-02-07T08:30:00+01:00
dTimStart: 2014-02-07T08:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Disconnected PR TBC. Lifted up 20 cm.
Removed Hotstab and installed dummy Hotstab.
dTimEnd: 2014-02-07T09:15:00+01:00
dTimStart: 2014-02-07T08:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted Spider to rigfloor. Spotted Well Partner equipment on rigfloor and removed Moonpool hatches.
dTimEnd: 2014-02-07T11:15:00+01:00
dTimStart: 2014-02-07T09:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled riser to rigfloor and racked DP stand.
dTimEnd: 2014-02-07T11:30:00+01:00
dTimStart: 2014-02-07T11:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT for rigging up Spider.
dTimEnd: 2014-02-07T11:45:00+01:00
dTimStart: 2014-02-07T11:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed bushings and installed Spider.
Rigged up handling equipment.
Meanwhile ROV installed debris cap.
dTimEnd: 2014-02-07T13:00:00+01:00
dTimStart: 2014-02-07T11:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up and sat Riser Tension joint in slips. Broke out flange.
dTimEnd: 2014-02-07T15:00:00+01:00
dTimStart: 2014-02-07T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Waited on deck to prepare for receiving Risers from drillfloor.
dTimEnd: 2014-02-07T15:30:00+01:00
dTimStart: 2014-02-07T15:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: L/D Tensioning joint to deck.
dTimEnd: 2014-02-07T16:00:00+01:00
dTimStart: 2014-02-07T15:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled and L/D 1 single and 1 double Production riser.
Power washed each fairring.
dTimEnd: 2014-02-07T19:00:00+01:00
dTimStart: 2014-02-07T16:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT with ongoing crew.
dTimEnd: 2014-02-07T19:15:00+01:00
dTimStart: 2014-02-07T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled and L/D remaining Risers from 73 m to RKB. Power washed eached fairing.
Covered Spider. Notified Production of end of operation at 23:24 hrs.
Cleaned and cleared rigfloor.
dTimEnd: 2014-02-08T00:00:00+01:00
dTimStart: 2014-02-07T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: