Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2016-08-14T00:00:00+02:00 to 2016-08-15T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-08-15T00:00:00+02:00
dTimDiaHoleStart: 2016-07-30T04:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: REPORTING ON 15/9-F-12
hpht: 0
md: -999.99
mdCsgLast: 140.5
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2456.5
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 16
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: - Installed RTTS packer below subsea wellhead to TPnA well
- N/D BOP

REPORTING ON 15/9-F-12
tightWell: 0
tvdCsgLast: 140.5
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: M/U RTTS BHA from 88 to 126m
dTimEnd: 2016-08-14T01:30:00+02:00
dTimStart: 2016-08-14T00:00:00+02:00
md: 126
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: RIH w/ RTTS slowly to 142m
dTimEnd: 2016-08-14T02:00:00+02:00
dTimStart: 2016-08-14T01:30:00+02:00
md: 142
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Set RTTS packer at 142m. Release setting tool from RTTS. 
3x stands of 8 1/4in DC and 1x stand of 6 3/4in DC left hanging under RTTS (18ton)
dTimEnd: 2016-08-14T02:30:00+02:00
dTimStart: 2016-08-14T02:00:00+02:00
md: 142
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Lined up and pressure tested RTTS packer from above 20bar/5min and 50bar/5min
dTimEnd: 2016-08-14T03:30:00+02:00
dTimStart: 2016-08-14T02:30:00+02:00
md: 142
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: POOH w/ 5,5in DP. L/D RTTS setting tool
dTimEnd: 2016-08-14T03:45:00+02:00
dTimStart: 2016-08-14T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor
dTimEnd: 2016-08-14T04:00:00+02:00
dTimStart: 2016-08-14T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to pull diverter
dTimEnd: 2016-08-14T04:15:00+02:00
dTimStart: 2016-08-14T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared to N/D diverter.  Removed BX-elevator, installed chains for pulling diverter. Bled off diverter system
dTimEnd: 2016-08-14T04:45:00+02:00
dTimStart: 2016-08-14T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed MB and outer ring
dTimEnd: 2016-08-14T05:00:00+02:00
dTimStart: 2016-08-14T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed lifting eyes to top of diverter. Loosened studs on bell nipple
dTimEnd: 2016-08-14T05:30:00+02:00
dTimStart: 2016-08-14T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attempted to pull diverter. No success. Pulled 10t overpull, diverter not moving. Troubleshoot same, removed eye bolts and cleaned, continued to attempt to pull diverter
dTimEnd: 2016-08-14T07:00:00+02:00
dTimStart: 2016-08-14T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to pull diverter
dTimEnd: 2016-08-14T07:15:00+02:00
dTimStart: 2016-08-14T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attempted to pull diverter. Max 15t overpull. No success.  Discussed plan forward
dTimEnd: 2016-08-14T07:30:00+02:00
dTimStart: 2016-08-14T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Disconnected NT2 connector and loosened slick joint. Loadshifted BOP from tensioning system to BOP carrier
dTimEnd: 2016-08-14T09:30:00+02:00
dTimStart: 2016-08-14T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attempted to pull diverter w/ max 15t overpull. Lifted BOP and observed slick joint loosened in overshot. Cleaned around hold down dogs and observed one dog slightly engaged. Wedged in hold down dog and pulled diverter up passed dogs. Max overpull 12 Ton
dTimEnd: 2016-08-14T11:00:00+02:00
dTimStart: 2016-08-14T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Pulled diverter to rig floor. Installed master bushing and secured diverter on drill floor
dTimEnd: 2016-08-14T11:45:00+02:00
dTimStart: 2016-08-14T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled slick joint. Prepared to disconnect tension system
dTimEnd: 2016-08-14T12:30:00+02:00
dTimStart: 2016-08-14T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed tension cylinder and prepared to lift and skid BOP
dTimEnd: 2016-08-14T13:15:00+02:00
dTimStart: 2016-08-14T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted BOP and skidded to stump. Landed on stump
dTimEnd: 2016-08-14T14:00:00+02:00
dTimStart: 2016-08-14T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed scaffolding in moon pool. Meanwhile M/U NT2 connector
dTimEnd: 2016-08-14T14:45:00+02:00
dTimStart: 2016-08-14T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing and lowered down chain from TDS, made up to HPR. Meanwhile loosened connector on well head (HPR). Same time removed scaffolding under BOP stump
dTimEnd: 2016-08-14T15:45:00+02:00
dTimStart: 2016-08-14T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled HPR to drillfloor and installed master bushing
dTimEnd: 2016-08-14T16:00:00+02:00
dTimStart: 2016-08-14T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to L/D HPR using crane to tail out and back up tugger
dTimEnd: 2016-08-14T16:15:00+02:00
dTimStart: 2016-08-14T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: LD HPR. Meanwhile strated to prepare to skid cantilever
dTimEnd: 2016-08-14T17:00:00+02:00
dTimStart: 2016-08-14T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed cover on top deck in moon pool and lower deck. Meanwhile removed lifting equipment from TDS. 
CONTINUED REPORTING ON 15/9-F-12
dTimEnd: 2016-08-14T18:30:00+02:00
dTimStart: 2016-08-14T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: