Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2016-09-06T00:00:00+02:00 to 2016-09-07T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
daysBehind: 3.4
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-07T00:00:00+02:00
dTimDiaHoleStart: 2016-08-28T17:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - RIH with tubing on 5 1/2" DP
- Circulate well to SW
- Place balanced cement plug in 9 5/8" csg
- WOC Meanwhile: RIH w/tubing on spear. Perform BOP function test
- Tag TOC, leave tubing in well. POOH
- Clean surface CH seal area.
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2949
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 10
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Performed remedial work on TH
- N/U BOP
- Retrieved TH with spear
- Pulled tubing
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued drilling 4 ea holes. Worn out one bit each hole.
Spent approximately 1,5 hour each hole. Experienced slow progress at the end of fourth hole due to wear on bit.
dTimEnd: 2016-09-06T07:30:00+02:00
dTimStart: 2016-09-06T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared TH profile.
dTimEnd: 2016-09-06T07:45:00+02:00
dTimStart: 2016-09-06T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D TH drilling equipment from WH.
dTimEnd: 2016-09-06T08:00:00+02:00
dTimStart: 2016-09-06T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Worked free stop ring and activation ring from TH.
Observed dirt below stop ring, which possibly prevented activation ring to stroke up to fully released position.
Removed stop ring and activation ring. TH lock ring collapsed out of locking grooves. Removed lock ring.
Meanwhile: Performed TBT for N/U BOP
dTimEnd: 2016-09-06T09:30:00+02:00
dTimStart: 2016-09-06T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed hatch.
Pulled master bushing.
dTimEnd: 2016-09-06T09:45:00+02:00
dTimStart: 2016-09-06T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered HP riser joint from drill floor to WH.
M/U connector on WH
Installed hatch around riser.
dTimEnd: 2016-09-06T10:30:00+02:00
dTimStart: 2016-09-06T09:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed scaffolding around riser in moonpool.
dTimEnd: 2016-09-06T10:45:00+02:00
dTimStart: 2016-09-06T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Skidded BOP over well center. Landed onto riser joint.
M/U BOP connector on riser joint.
dTimEnd: 2016-09-06T12:15:00+02:00
dTimStart: 2016-09-06T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed slipjoint.
Installed masterbushing.
dTimEnd: 2016-09-06T12:30:00+02:00
dTimStart: 2016-09-06T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed tension cylinders to BOP.
Meanwhile: Prepared diverter.
dTimEnd: 2016-09-06T14:30:00+02:00
dTimStart: 2016-09-06T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U bolts on slipjoint.
dTimEnd: 2016-09-06T15:00:00+02:00
dTimStart: 2016-09-06T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Insalled diverter.
dTimEnd: 2016-09-06T16:00:00+02:00
dTimStart: 2016-09-06T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Load shifted weight from BOP carrier to tension system.
Pressurized diverter system, koomey unit and overshot.
dTimEnd: 2016-09-06T16:30:00+02:00
dTimStart: 2016-09-06T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Filled BOP with SW
dTimEnd: 2016-09-06T16:45:00+02:00
dTimStart: 2016-09-06T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed BOP connector test to 20/235 bar for 5/10min.
Meanwhile: R/U spooling unit for control lines.
dTimEnd: 2016-09-06T17:15:00+02:00
dTimStart: 2016-09-06T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U BPV RT
dTimEnd: 2016-09-06T17:30:00+02:00
dTimStart: 2016-09-06T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: RIH w/ BPV RT on 3 1/2" DP
dTimEnd: 2016-09-06T17:45:00+02:00
dTimStart: 2016-09-06T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Retrieved BPV dart.
dTimEnd: 2016-09-06T18:00:00+02:00
dTimStart: 2016-09-06T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: RIH with BPV RT on 3 1/2" DP
Retrieved BPV plug
dTimEnd: 2016-09-06T18:15:00+02:00
dTimStart: 2016-09-06T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: R/U handling equipment for 5 1/2"
Meanwhile: Performed TBT for running spear BHA.
dTimEnd: 2016-09-06T18:30:00+02:00
dTimStart: 2016-09-06T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Reconfigured spear BHA in order to handle TH at surface.
B/O and L/O double 5 1/2" DP.
dTimEnd: 2016-09-06T19:45:00+02:00
dTimStart: 2016-09-06T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/spear BHA to 25m.
Engaged spear
dTimEnd: 2016-09-06T20:00:00+02:00
dTimStart: 2016-09-06T19:45:00+02:00
md: 2774
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Pulled tubing free, 10 ton OP.
dTimEnd: 2016-09-06T20:15:00+02:00
dTimStart: 2016-09-06T20:00:00+02:00
md: 2774
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ tubng on spear. L/D 1 single 5 1/2" DP (due to space out on surface).
dTimEnd: 2016-09-06T20:30:00+02:00
dTimStart: 2016-09-06T20:15:00+02:00
md: 2761
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Performed TBT for R/U casing equipment
dTimEnd: 2016-09-06T20:45:00+02:00
dTimStart: 2016-09-06T20:30:00+02:00
md: 2761
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U casing tong
dTimEnd: 2016-09-06T21:15:00+02:00
dTimStart: 2016-09-06T20:45:00+02:00
md: 2761
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ tubing and tubing hanger on spear.
dTimEnd: 2016-09-06T21:30:00+02:00
dTimStart: 2016-09-06T21:15:00+02:00
md: 2748
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: B/O and L/D down spear.
dTimEnd: 2016-09-06T21:45:00+02:00
dTimStart: 2016-09-06T21:30:00+02:00
md: 2748
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: B/O and L/D down tubing hanger
dTimEnd: 2016-09-06T22:00:00+02:00
dTimStart: 2016-09-06T21:45:00+02:00
md: 2748
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for installing slips
dTimEnd: 2016-09-06T22:15:00+02:00
dTimStart: 2016-09-06T22:00:00+02:00
md: 2748
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed BX-4 inserts to 7".
P/U tubing. Removed master bushing.
Installed FMS slips.
dTimEnd: 2016-09-06T22:45:00+02:00
dTimStart: 2016-09-06T22:15:00+02:00
md: 2744
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH and removed clamp.
L/O 2 ea 7" pup joints to cantilever.
dTimEnd: 2016-09-06T23:00:00+02:00
dTimStart: 2016-09-06T22:45:00+02:00
md: 2744
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ 7" tubing from 2744 mMD to 2711 mMD. Avg pulling speed 4 jnt/hr.
dTimEnd: 2016-09-07T00:00:00+02:00
dTimStart: 2016-09-06T23:00:00+02:00
md: 2711
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: