Daily Drilling Report
Well: NO 15/9-F-9
Report period: 2009-06-26T00:00:00+02:00 to 2009-06-27T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-09T00:00:00+01:00
dateDrillComplete: 2008-08-31
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-06-27T00:00:00+02:00
dTimDiaHoleStart: 2009-06-24T06:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 9-5/8" EZSV plug and set same at 878 m. 
RIH with RTTS and pressure test EZSV to 126 bar.
RIH with cement stinger and set a cement plug from 850 m to 650 m.
hpht: 0
md: 1085
mdCsgLast: 1064
mdDiaHoleStart: 1085
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 3
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Ran in in hole with open ended 5-1/2" DP to 850,1 m and hang up slightly on top of PBR. At 854,5 m took weight and had no further progress. Rotated and washed down from 854,5 m to 892 m. 
Rigged up Seawell and Schlumberger surface equipment for WL logging. Picked up tool string and ran in hole with USIT - CBL logging string  to 845 m. Commenced logging up from 845 m to surface. Due to poor data in riser made a repeat run in riser section from 170 m to surface. Ran in hole and made a repeat logging run from 845 m to surface. Rigged down wireline equipment.
Picked up and made up EZSV plug and running tool. RIH to plug setting depth at 878 m.
tightWell: 0
tvd: 1075.9
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Run back in with ESP assemblies. Disconnect bolt on discharge head c/w XO assy, pump, protector assy and motor.
dTimEnd: 2009-06-26T02:45:00+02:00
dTimStart: 2009-06-26T00:00:00+02:00
md: 17
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Rig down Schlumberger handling equipment and Weatherford casing equipment
dTimEnd: 2009-06-26T03:15:00+02:00
dTimStart: 2009-06-26T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Clean and clear rig floor.
dTimEnd: 2009-06-26T04:30:00+02:00
dTimStart: 2009-06-26T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Picked up wear bushing c/w running tool. RIH to 20,9 m MD and installed wear bushing. Pulled out of hole and laid down WBRT.
dTimEnd: 2009-06-26T05:30:00+02:00
dTimStart: 2009-06-26T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Installed PS-21 auto slips and commenced to run in the hole with 5-1/2" open ended DP.
dTimEnd: 2009-06-26T06:00:00+02:00
dTimStart: 2009-06-26T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Ran in hole from 604 m to 854,5 m MD. At 850,1 m MD hang up on 9-5/8" PBR - sat down 5 tons and rotated, circulated and worked the string through PBR. At 854,5m took weight 5 tons and had no further progress. Racked back one stand.
dTimEnd: 2009-06-26T08:00:00+02:00
dTimStart: 2009-06-26T06:00:00+02:00
md: 854.5
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Installed 2 x 3m DP pup joints and final stand. Removed PS-21 slips and outer split ring to wash rotary.
dTimEnd: 2009-06-26T08:45:00+02:00
dTimStart: 2009-06-26T08:00:00+02:00
md: 854.5
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Washed string down from 854 m to 892 m MD. Max 2000 lpm, 5 rpm, 4-8 bar.
Observed up to 9,6 % gas peak, while washing down. Reduced flow rate while filling sand traps and starting degasser and then staged up pumps. Circulated a total of 105 m3 SW prior to wash pill.

dTimEnd: 2009-06-26T10:15:00+02:00
dTimStart: 2009-06-26T08:45:00+02:00
md: 892
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Circulated a 20 m3 soap pill around. Displaced with app. 160 m3 of SW. Parameters: Max. 4500 lpm/ 38 bar - 5 rpm. Returns clean at the end. Re-installed PS-21 slips.
dTimEnd: 2009-06-26T11:45:00+02:00
dTimStart: 2009-06-26T10:15:00+02:00
md: 892
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Pull out of hole from 892 m to surface. Picked up single and re-installed on stand no.1.
dTimEnd: 2009-06-26T13:45:00+02:00
dTimStart: 2009-06-26T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor.
dTimEnd: 2009-06-26T14:00:00+02:00
dTimStart: 2009-06-26T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Held tool box talk with involved personnel prior to rigging up for wireline logging.
dTimEnd: 2009-06-26T14:15:00+02:00
dTimStart: 2009-06-26T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Rigged up wireline cable sheaves and picked up logging tool string.
dTimEnd: 2009-06-26T16:00:00+02:00
dTimStart: 2009-06-26T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Conducted surface functional tests on Schlumberger logging tools.
dTimEnd: 2009-06-26T16:15:00+02:00
dTimStart: 2009-06-26T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Ran in hole with Schlumberger USIT-CBL logging string to 845 m
dTimEnd: 2009-06-26T18:00:00+02:00
dTimStart: 2009-06-26T16:15:00+02:00
md: 845
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Correlated the tool and commenced to log from 845 m to surface. Got poor data in the production riser (low hydrostatic pressure). Forwarded data to onshore contact person for data interpretation. Rig personnel simultaneously carried out cleaning of header box, shakers pads, flow line  and sand traps.
dTimEnd: 2009-06-26T21:30:00+02:00
dTimStart: 2009-06-26T18:00:00+02:00
md: 660
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Ran in to 170 m and made a repeat run to surface of the riser section.
dTimEnd: 2009-06-26T22:15:00+02:00
dTimStart: 2009-06-26T21:30:00+02:00
md: 170
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Ran in hole with Schlumberger USIT - CBL logging string to 845 m.
dTimEnd: 2009-06-26T23:30:00+02:00
dTimStart: 2009-06-26T22:15:00+02:00
md: 845
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Carried out repeat logging pass from 845 m to 695 m.
dTimEnd: 2009-06-27T00:00:00+02:00
dTimStart: 2009-06-26T23:30:00+02:00
md: 695
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
Lithology and shows: