Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1992-09-23T00:00:00+02:00 to 1992-09-24T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-18T00:00:00+02:00
dateDrillComplete: 1992-12-18
daysBehind: 15.3
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1992-09-24T00:00:00+02:00
dTimDiaHoleStart: 1992-09-21T19:00:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: None
hpht: 0
md: 547
mdCsgLast: 166
mdDiaHoleStart: 170
mdKickoff: 562
mdPlanned: -999.99
reportNo: 16
ropCurrent: -999.99
sum24Hr: None
tightWell: 0
waterDepth: 84
wellheadElevation: 103
Drilling fluid:
dTim: 1992-09-23T06:00:00+02:00
density: 1.06
locationSample: Active pit
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: SEAWATER/BENT.
visFunnel: 100
yp: -999.99
dTim: 1992-09-23T00:00:00+02:00
density: 1.06
locationSample: Active pit
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: SEAWATER/BENT.
visFunnel: 100
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: PUMPED 200 M3 OF SEAWATER FOLLOWED BY 45 M3 HI-VIS PILL. DISPLACED HOLE WITH 120 M3 1,25 SG HI-VIS MUD.
dTimEnd: 1992-09-23T01:30:00+02:00
dTimStart: 1992-09-23T00:00:00+02:00
md: 545
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH TO 122 M,CLOSED CTS RAM,PULLED CTS PUMP/26" HOLEOPENER ABOVE TEMPLATE.
dTimEnd: 1992-09-23T03:30:00+02:00
dTimStart: 1992-09-23T01:30:00+02:00
md: 90
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: MOVED RIG 25 M DIRECTION 110 DEG.
dTimEnd: 1992-09-23T04:30:00+02:00
dTimStart: 1992-09-23T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH WITH CTS PUMP/26" HOLEOPENER.SECURED CTS PUMP ON TROLLEY.
dTimEnd: 1992-09-23T06:00:00+02:00
dTimStart: 1992-09-23T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: SECURED CTS PUMP,OPENED CTS RAM,RACKED 26" HOLEOPENER BACK IN DERRICK.
dTimEnd: 1992-09-23T07:00:00+02:00
dTimStart: 1992-09-23T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: PREPARED AND RAN 20" CASING TO 84 M. LOCKED FIRST 3 JOINTS. M/U CEMENT HEAD ON DP,RACKED SAME IN DERRICK.
dTimEnd: 1992-09-23T12:00:00+02:00
dTimStart: 1992-09-23T07:00:00+02:00
md: 85
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POSITIONED RIG OVER TEMPLATE.
dTimEnd: 1992-09-23T12:30:00+02:00
dTimStart: 1992-09-23T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: GUIDE WIRE NO.3 HOOKED ON 20" CASING,SORTED SAME OUT,OK.
dTimEnd: 1992-09-23T13:00:00+02:00
dTimStart: 1992-09-23T12:30:00+02:00
md: 84
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: RAN 20" CASING,LATCHED ON 30" HOUSING,20" SHOE AT 531 M. TOOK 18 TON OVERPULL,OK.
dTimEnd: 1992-09-23T18:00:00+02:00
dTimStart: 1992-09-23T13:00:00+02:00
md: 531
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: HOOKED UP SURFACE LINES, PUMPED 95 M3 SEAWATER.MAX 2000 L/MIN. PRESSURE TESTED SURFACE LINES TO 100 BAR,OK.
dTimEnd: 1992-09-23T19:00:00+02:00
dTimStart: 1992-09-23T18:00:00+02:00
md: 531
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: MIXED AND PUMPED 101 M3 1,56 SG LEAD SLURRY,FOLLOWED BY 15 M3 1.9 SG TAIL SLURRY.RELEASED DART ,DISPLACED CEMENT W/74,1 M3 1,25 SG MUD. SHEARED WIPERPLUG W/345 BAR. BUMPED PLUG AND PRESSURE TESTED 20" CASING TO 70 BAR.
dTimEnd: 1992-09-24T00:00:00+02:00
dTimStart: 1992-09-23T19:00:00+02:00
md: 531
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: