Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2009-03-13T00:00:00+01:00 to 2009-03-14T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 3.7
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-03-14T00:00:00+01:00
dTimDiaHoleStart: 2009-03-06T18:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Operation transferrred to F-12
hpht: 0
md: 3750
mdCsgLast: 3695
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 8
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Disconneced WL riser and BOP from XMT and suspended from rig floor. RD surface lines. Re-arranged and installed hatches on weather deck. RD surface lines and RU HP hose to XMT KWV. Leak tested XMT cross, SV, KWV and tree cap. Handed well over to Mærsk production. Skidded rig to F-12. Transferred operation to F-12. 
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2009-03-13T23:59:00+01:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Released tool from tool catcher and verified no pressure in lubricator. Opened SV. Drained WL riser to closed drain and flushed with nitrogen.
dTimEnd: 2009-03-13T02:00:00+01:00
dTimStart: 2009-03-13T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Broke lubricator above in-situ sub and LD Schlumberger tools and Welltech tractor. No marks or damage to toolstring.
dTimEnd: 2009-03-13T03:00:00+01:00
dTimStart: 2009-03-13T02:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Ran cable through WL BOP and attempted to test to 20/345 bar for 5/10 min. Not able to pressure up to more than 160 bar. Ran test rod on rope through WL BOP and tested to 20/345 bar for 5/10 min using drill water. Ok.
dTimEnd: 2009-03-13T04:45:00+01:00
dTimStart: 2009-03-13T03:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: LD lubricator onto HTS to be able to change grease tubes while skidding.
dTimEnd: 2009-03-13T05:45:00+01:00
dTimStart: 2009-03-13T04:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Installed 10 MT lifting cap on WL riser and installed elevator on riser section.
dTimEnd: 2009-03-13T06:00:00+01:00
dTimStart: 2009-03-13T05:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Disconneced WL riser and BOP from XMT and lifted off with TDS. Secured lift with slips in rotary and kept suspended from rig floor.
dTimEnd: 2009-03-13T06:15:00+01:00
dTimStart: 2009-03-13T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RU to move hatches in moonpool. Removed WL hatch and moved hatches 14, 13 and 12 to cover all openings on weather deck.
dTimEnd: 2009-03-13T08:30:00+01:00
dTimStart: 2009-03-13T06:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RD surface lines from KWV. RU HP hose from cmt unit to KWV.
dTimEnd: 2009-03-13T09:15:00+01:00
dTimStart: 2009-03-13T08:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Performed line test from KWV to cmt unit. Ok. 
Opened SV and KWV. Leak tested tree cap and XMT cross to 30/345 bar for 5/10 min using cmt unit. Ok. Bled off pressure. Closed SV. Leak tested SV to 30/345 bar for 5/10 min using cmt unit. Ok. Bled off pressure. Closed KWV and RD surface lines on KWV. Installed cap on KWV and removed 1/2" plug. 

Opened SV. Leak tested KWV to 30/345 bar for 5/10 min using Seawell pump. Ok. Bled off pressure. Opened KWV. Installed 1/2" plug in KWV cap. Leak tested KWV cap to 30/345 bar for 5/10 min using Seawell pump. Ok. Bled off pressure. Disconnected Seawell test pump from WH cap and closed needle valve.
dTimEnd: 2009-03-13T13:30:00+01:00
dTimStart: 2009-03-13T09:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: De-isolated HMV and re-established platform permanent control system. Filled in and signed "Well handover document" and handed over well from Volve D&W to Mærsk Production at 14:00.

Meanwhile held tool box talk for skidding from F-15 to F-12.
dTimEnd: 2009-03-13T14:00:00+01:00
dTimStart: 2009-03-13T13:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Removed stair cases from cantiliver to main deck and scaffolding in moonpool.
dTimEnd: 2009-03-13T14:30:00+01:00
dTimStart: 2009-03-13T14:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded rig from F-14 4.5 m fwd to F-12.

***Operation transferrred to F-12***
dTimEnd: 2009-03-13T15:00:00+01:00
dTimStart: 2009-03-13T14:30:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
Lithology and shows: