Daily Drilling Report
Well: NO 15/9-F-15 A
Report period: 2008-12-26T00:00:00+01:00 to 2008-12-27T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-12-11T15:00:00+01:00
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-12-27T00:00:00+01:00
dTimDiaHoleStart: 2008-12-24T10:00:00+01:00
diaHole: 8.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 8 1/2" BHA on 5 1/2" DP to TD.  Drill 8 1/2" hole section from 2591 m to 2900 m with 1.25 sg OBM.
hpht: 0
md: 2591
mdCsgLast: 2561.8
mdDiaHoleStart: 2591
mdPlanned: -999.99
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 16
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Continued PU and RIH 1050 m with "new" 5 1/2" DP. POOH and RB  "new" 5 1/2" DP in derrick. PU and MU 8 1/2" BHA. RIH with 8 1/2" BHA on 5" DP from 99 m to 1728 m. Changed to 5 1/2" DP handling equipment. 
tightWell: 0
tvd: 2442
tvdCsgLast: 2416.2
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2008-12-26T03:30:00+01:00
density: 1.25
locationSample: Flowline
md: 2593
mudClass: oil based
presBopRating: 690
pv: 15
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 6
dTim: 2008-12-26T23:00:00+01:00
density: 1.25
locationSample: Active pit
md: 2593
mudClass: oil based
presBopRating: 690
pv: 17
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 5.5
Pore pressure:
dTim: 2008-12-27T00:00:00+01:00
equivalentMudWeight: 1.1
md: 2691
readingKind: estimated
Survey stations:
Activities:
comments: Continued trouble shooting BX-elevator.
dTimEnd: 2008-12-26T00:45:00+01:00
dTimStart: 2008-12-26T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: PU and RIH with "new" 5 1/2" DP from surface to 856 m.
dTimEnd: 2008-12-26T06:00:00+01:00
dTimStart: 2008-12-26T00:45:00+01:00
md: 856
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: PU and RIH with "new" 5 1/2" DP from 856 m to 1894 m in singles from deck.
dTimEnd: 2008-12-26T12:00:00+01:00
dTimStart: 2008-12-26T06:00:00+01:00
md: 1894
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pumped 3 m3 1.49 slug. POOH and RB 5 1/2" DP in derrick from 1894 m to surface.
dTimEnd: 2008-12-26T15:00:00+01:00
dTimStart: 2008-12-26T12:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor. Removed PS30 and installed master bushings. Prepared rig floor for 8 1/2" BHA.
dTimEnd: 2008-12-26T16:00:00+01:00
dTimStart: 2008-12-26T15:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: PU 8 1/2" BHA and RIH from surface to 42 m. Loaded sources into MWD tool. Continued PU 8 1/2" BHA and RIH from 42 m to 99 m. Performed recalibration of block weight sensor while waiting on helicopter for 10 min.
dTimEnd: 2008-12-26T21:00:00+01:00
dTimStart: 2008-12-26T16:00:00+01:00
md: 99
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Dressed and installed PS21 slips and checked dies on PRS. RIH with 8 1/2" BHA on 5" DP from 99 m to 584 m drifting every stnd of 5" DP to 3.0" in derrick.
dTimEnd: 2008-12-26T23:15:00+01:00
dTimStart: 2008-12-26T21:00:00+01:00
md: 505
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Installed XO and filled pipe. Broke circulation and pumped 2000 lpm / 80 bar.
dTimEnd: 2008-12-27T00:00:00+01:00
dTimStart: 2008-12-26T23:15:00+01:00
md: 505
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
Lithology and shows: