Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2016-10-16T00:00:00+02:00 to 2016-10-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
daysBehind: .8
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-17T00:00:00+02:00
dTimDiaHoleStart: 2016-08-28T17:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Skid to F-9 and tag TOC while WOW for pulling production riser on F-15 D
- Skid to F-15 D
- Pull production riser at F-15 D
hpht: 0
md: -999.99
mdCsgLast: 1404.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 19
ropCurrent: -999.99
sum24Hr: Waited on weather for skidding to F-9
Meanwhile:
Cleaned shakers and pits
Inspected BOP
Inspected dry bulk silos
Assembled annular preventer
tightWell: 0
tvdCsgLast: 1340.3
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather for skidding cantilever and pulling production risers.
Too strong wind to skid.

Meanwhile:
Continued cleaning shakers
Continued inspecting BOP
Continued inspecting dry bulk silos
dTimEnd: 2016-10-16T03:00:00+02:00
dTimStart: 2016-10-16T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather for skidding cantilever and pulling production risers.
Too strong wind to skid

Meanwhile:
Performed TBT for skidding
dTimEnd: 2016-10-16T03:15:00+02:00
dTimStart: 2016-10-16T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather for skidding cantilever and pulling production risers.
Too strong wind to skid

Meanwhile:
Continued cleaning shakers
Continued inspecting BOP
Continued inspecting dry bulk silos
dTimEnd: 2016-10-16T07:00:00+02:00
dTimStart: 2016-10-16T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather for skidding cantilever and pulling production risers.
Too strong wind to skid

Meanwhile:
Cleaned shaker pits and upper shakers.
Continued inspection of dry bulk silos.
Assembled annular preventer
Inspected BOP ram cavities

**** END OF REPORT ****
dTimEnd: 2016-10-16T15:45:00+02:00
dTimStart: 2016-10-16T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: