Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2016-04-15T00:00:00+02:00 to 2016-04-16T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-04-16T00:00:00+02:00
dTimDiaHoleStart: 2016-04-14T19:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Prepared WL equipment for rig up. Started to shut-in well.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Spotted equipment on pipedeck according to spotting plan. Checked and and verified all equipment recieved.
dTimEnd: 2016-04-15T03:00:00+02:00
dTimStart: 2016-04-15T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Prepared hoses and cables for hookup of surface equipment.
dTimEnd: 2016-04-15T07:00:00+02:00
dTimStart: 2016-04-15T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held pre-job meeting with day crew.
dTimEnd: 2016-04-15T07:30:00+02:00
dTimStart: 2016-04-15T07:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued to prepare equipment prior to rig up. 


dTimEnd: 2016-04-15T09:00:00+02:00
dTimStart: 2016-04-15T07:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Started to verify equipment according to Maersk checklist for hookup to rig.

dTimEnd: 2016-04-15T12:00:00+02:00
dTimStart: 2016-04-15T09:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lifted Grease injection head and toolcatcher to drillfloor. 
Fed cable through GIH.

dTimEnd: 2016-04-15T13:30:00+02:00
dTimStart: 2016-04-15T12:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Maersk electrician connected power to Altus and SLB units.

Meanwhile, lifted PCE equipment to drillfloor.
dTimEnd: 2016-04-15T16:00:00+02:00
dTimStart: 2016-04-15T13:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held toolbox talk with involved personell prior to start building riser.
dTimEnd: 2016-04-15T16:30:00+02:00
dTimStart: 2016-04-15T16:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Built riser and lubricator section on catwalk using tugger.

Meanwhile, finalized and function tested WL winch. Schlumberger built cable head.
dTimEnd: 2016-04-15T19:00:00+02:00
dTimStart: 2016-04-15T16:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Schlumberger tested primary BHA. 

Meanwhile, Leak tested BOP on stump to 20/345 bar for 5/10 min. Function tested BOP rams.
dTimEnd: 2016-04-15T23:45:00+02:00
dTimStart: 2016-04-15T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Production department started to close in well for handover.
dTimEnd: 2016-04-16T00:00:00+02:00
dTimStart: 2016-04-15T23:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: