Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-10-12T00:00:00+02:00 to 2008-10-13T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-10-13T00:00:00+02:00
dTimDiaHoleStart: 2008-10-12T22:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rig up 7/32" surface equipment and leak test rig. MU perforation BHA #1 and RIH with same.
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 8
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Rigged down Halliburton surface equipment. Production started injection in F-5. Commenced preparing 7/32" WL surface equipment.
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued rigging down Halliburton surface equipment in the Moon pool.

dTimEnd: 2008-10-12T00:30:00+02:00
dTimStart: 2008-10-12T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Continued to rig down Halliburton equipment in Moon pool and on wellhead. Rigged down Seadrill riser, removed scaffolding.

Parallel activity: Abseilers got access to the derrick for rigging up equipment for alignment of FWD PRS.

dTimEnd: 2008-10-12T04:15:00+02:00
dTimStart: 2008-10-12T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Continued to rig down Halliburton equipment in Moonpool and on wellhead.

Snap Lock dropped from derrick. Took time out for safety with involved personnel.

dTimEnd: 2008-10-12T05:00:00+02:00
dTimStart: 2008-10-12T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Continued to rig down Halliburton equipment in Moonpool and wellheads

Parrallel activity: Abseilers resumed work in derrick.
dTimEnd: 2008-10-12T06:00:00+02:00
dTimStart: 2008-10-12T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Rigged down Halliburton surface equipment in the Moon pool.

Parallel activity: Abseilers continued rigging up in preparation for alignment of FWD PRS, upper section of derrick.

dTimEnd: 2008-10-12T13:00:00+02:00
dTimStart: 2008-10-12T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Rigged down Halliburton surface equipment on the cantilever.

dTimEnd: 2008-10-12T15:15:00+02:00
dTimStart: 2008-10-12T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Abseilers continued rigging up in preparation for alignment of FWD PRS, upper section of derrick.

dTimEnd: 2008-10-12T19:00:00+02:00
dTimStart: 2008-10-12T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Cleaned and preserved lifting eyes at wellhead, Removed drag chain support and brackets of overhead crane in Moon pool. Continued cleaning out skimmer tank.

Abseilers unable to work in derrick due to high winds.

dTimEnd: 2008-10-12T22:00:00+02:00
dTimStart: 2008-10-12T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Held pre-job meeting with new arrived WL personnel.

dTimEnd: 2008-10-12T22:30:00+02:00
dTimStart: 2008-10-12T22:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Prepared for rigging up WL equipment below the cantilever.

dTimEnd: 2008-10-13T00:00:00+02:00
dTimStart: 2008-10-12T22:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: