Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-06-23T00:00:00+02:00 to 2016-06-24T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: 1.8
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-06-24T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Continue POOH with 7" tubing to surface
- Set EZSV and cut 9 5/8" casing
- Retrieve MS-T seal on surface casing hanger
hpht: 0
md: -999.99
mdCsgLast: 4087.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 9
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: -Pulled 7" tubing from 2400 mMD to 374 mMD

tightWell: 0
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: POOH with DHSV assy and L/D same
dTimEnd: 2016-06-23T00:30:00+02:00
dTimStart: 2016-06-23T00:00:00+02:00
md: 1896
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with 9 std 7" tubing from 1896 mMD to 1579 mMD, R/B stands. Average pulling speed 13,2 jnts/hr. Measured for LRA every 3 std.
Experienced issues with casing tong unable to grip properly to break connections.
dTimEnd: 2016-06-23T02:30:00+02:00
dTimStart: 2016-06-23T00:30:00+02:00
md: 1579
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with 1 std 7" tubing from 1579 mMD to 1543 mMD, R/B stands. Worked on casing tong and changed dies.
dTimEnd: 2016-06-23T04:00:00+02:00
dTimStart: 2016-06-23T02:30:00+02:00
md: 1543
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: POOH with 14 std 7" tubing from 1543 mMD to 1035 mMD. Average pulling speed 14 jnts/hr. Measured for LRA every 3 std.
dTimEnd: 2016-06-23T07:00:00+02:00
dTimStart: 2016-06-23T04:00:00+02:00
md: 1035
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed handover meeting with ongoing crew.
dTimEnd: 2016-06-23T07:15:00+02:00
dTimStart: 2016-06-23T07:00:00+02:00
md: 1035
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed equpment check on PRS and casing tong prior to continuing pulling 7" tubing.
dTimEnd: 2016-06-23T07:30:00+02:00
dTimStart: 2016-06-23T07:15:00+02:00
md: 1035
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with 4 std 7" tubing from 1035 mMD to 881 mMD.
dTimEnd: 2016-06-23T08:45:00+02:00
dTimStart: 2016-06-23T07:30:00+02:00
md: 881
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Isolated equipment and performed drops check on TDS and FWD PRS
dTimEnd: 2016-06-23T09:30:00+02:00
dTimStart: 2016-06-23T08:45:00+02:00
md: 881
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with 2 std 7" tubing from 881 mMD to 811 mMD.
dTimEnd: 2016-06-23T10:00:00+02:00
dTimStart: 2016-06-23T09:30:00+02:00
md: 811
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Investigated damages after tugger wire caught up in FWT PRS.
dTimEnd: 2016-06-23T11:30:00+02:00
dTimStart: 2016-06-23T10:00:00+02:00
md: 811
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Inspected and checked for loose items on top of FWD PRS
dTimEnd: 2016-06-23T14:00:00+02:00
dTimStart: 2016-06-23T11:30:00+02:00
md: 811
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: R/U slings and load cell to test the PRS shaft for any damage (Pull Test)
dTimEnd: 2016-06-23T14:30:00+02:00
dTimStart: 2016-06-23T14:00:00+02:00
md: 811
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed TBT for testing the PRS shaft
dTimEnd: 2016-06-23T14:45:00+02:00
dTimStart: 2016-06-23T14:30:00+02:00
md: 811
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Preformed pull test on FWD PRS
R/D load cell
dTimEnd: 2016-06-23T15:30:00+02:00
dTimStart: 2016-06-23T14:45:00+02:00
md: 811
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed TBT prior to moving PRS to park position
dTimEnd: 2016-06-23T15:45:00+02:00
dTimStart: 2016-06-23T15:30:00+02:00
md: 811
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Installed Enerpac to upper breaks to lift breaks on upper PRS trolley.
Moved PRS to parked position.
R/D tuggers from PRS.
dTimEnd: 2016-06-23T17:00:00+02:00
dTimStart: 2016-06-23T15:45:00+02:00
md: 811
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Prepared tools and equipment to remove control block.
dTimEnd: 2016-06-23T17:30:00+02:00
dTimStart: 2016-06-23T17:00:00+02:00
md: 811
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed TBT for removing control block on PRS.
Meanwhile: Prepared wire for wire change on green tugger.
dTimEnd: 2016-06-23T17:45:00+02:00
dTimStart: 2016-06-23T17:30:00+02:00
md: 811
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Removed block from FWD PRS.
Meanwhile: Cleaned and cleared in locker and moonpool area.
dTimEnd: 2016-06-23T19:00:00+02:00
dTimStart: 2016-06-23T17:45:00+02:00
md: 811
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed TBT with all involved personnel for PRS repair
dTimEnd: 2016-06-23T19:45:00+02:00
dTimStart: 2016-06-23T19:00:00+02:00
md: 811
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Removed control block from FWD PRS.
Meanwhile: Prepared for changing wire on green tugger. Performed housekeeping in drilling areas. Performed PMs in all drilling areas.
dTimEnd: 2016-06-23T23:45:00+02:00
dTimStart: 2016-06-23T19:45:00+02:00
md: 811
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed derrick inspection after work on PRS
dTimEnd: 2016-06-24T00:00:00+02:00
dTimStart: 2016-06-23T23:45:00+02:00
md: 811
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
Lithology and shows: