Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2008-03-27T00:00:00+01:00 to 2008-03-28T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
daysBehind: 15.5
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-03-28T00:00:00+01:00
dTimDiaHoleStart: 2008-03-19T21:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: WOW. Meanwile transfer F-4 flowline/hose from drillfloor to XMT deck. Transfer 4 ea tension cylinders for F-14 to Centralizer deck. Run production riser; TBC, stress joint and two riser doubles. WOW.
hpht: 0
md: 3510
mdCsgLast: 3508
mdDiaHoleStart: 3510
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 81
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Pulled HPDR from 140 m to surface. Laid doubles in horizontal storage rack. Prepared singles for backload.
tightWell: 0
tvd: 3138.8
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2008-03-27T17:00:00+01:00
density: 1.03
locationSample: Active pit
md: 3508
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-03-28T00:00:00+01:00
equivalentMudWeight: 1.08
md: 3510
readingKind: measured
Survey stations:
Activities:
comments: Continued rigging down the tension system.

Time      Wind speed             Wind direction            Sea        Wave direction
                Knots                            deg                      m                    deg  
00:20       7/12                           160°                   1,3/2,1              360° 

dTimEnd: 2008-03-27T01:45:00+01:00
dTimStart: 2008-03-27T00:00:00+01:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and slacked of to 110 MT on the string. Released TBC as per Vetco procedure.

dTimEnd: 2008-03-27T03:00:00+01:00
dTimStart: 2008-03-27T01:45:00+01:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled HPDR tensinon joint and landed of in Spider. Racked back stand in derrick. Made up HPDR lifting sub. Pulled back first double HPDR with tension joint on top and landed of in Spider.
dTimEnd: 2008-03-27T04:30:00+01:00
dTimStart: 2008-03-27T03:00:00+01:00
md: 95
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected flange bolt on HPDR flange and picked up double.

Time      Wind speed             Wind direction            Sea        Wave direction
                Knots                            deg                      m                    deg  
05:00      11/15                         170°                    1,5/2,4              360°
dTimEnd: 2008-03-27T06:00:00+01:00
dTimStart: 2008-03-27T04:30:00+01:00
md: 95
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up handling flange type C to HPDR double B in rotary.
dTimEnd: 2008-03-27T08:00:00+01:00
dTimStart: 2008-03-27T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed double A on HTS cradle with simultaneous lift by deck crane and block. Re-slung double A and lifted to horizontal storage rack using deck crane.
dTimEnd: 2008-03-27T09:00:00+01:00
dTimStart: 2008-03-27T08:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled HPDR double B through rotary and placed coupling in working height above riser spider. Removed fairrings.
dTimEnd: 2008-03-27T10:00:00+01:00
dTimStart: 2008-03-27T09:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed off double B in riser spider. Broke bolts on flange. Inspected and preserved seal surfaces on flanges. Made up handling flange flange type C to double C.
dTimEnd: 2008-03-27T14:15:00+01:00
dTimStart: 2008-03-27T10:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed double B on HTS cradle with simultaneous lift by deck crane and block. Re-slung double B and lifted to horizontal storage rack using deck crane.
dTimEnd: 2008-03-27T15:00:00+01:00
dTimStart: 2008-03-27T14:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled HPDR double C through rotary and placed coupling in working height above riser spider. Removed fairrings.
dTimEnd: 2008-03-27T16:00:00+01:00
dTimStart: 2008-03-27T15:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed off double C in riser spider. Broke bolts on flange. Lifted off double C. Inspected and preserved seal surfaces on flanges. Made up handling flange type C to standard joint #1. Meanwhile ROV brushed wellhead seal area and installed VXG ring.
dTimEnd: 2008-03-27T18:15:00+01:00
dTimStart: 2008-03-27T16:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed double C on HTS cradle with simultaneous lift with deck crane and block. Re-slung double C and lifted to horizontal storage rack using deck crane.
dTimEnd: 2008-03-27T19:15:00+01:00
dTimStart: 2008-03-27T18:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled HPDR standard joint #1 and placed coupling in working height above riser spider. Removed 
fairrings. Landed off HPDR standard joint #1 in riser spider. Broke bolts on flange. Observed loose skirt on TBC connector, bolts partly unscrewd and 2 bolts missing. Thightended bolts on TBC skirt.
dTimEnd: 2008-03-27T21:30:00+01:00
dTimStart: 2008-03-27T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up handling flange type C to HPDR lower pup joint.
dTimEnd: 2008-03-27T22:15:00+01:00
dTimStart: 2008-03-27T21:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed HPDR standard joint #1 on HTS cradle with simultaneous lift by deck crane and block. Re-slung double HPDR standard joint #1 and lifted to basket on main deck.
dTimEnd: 2008-03-27T22:30:00+01:00
dTimStart: 2008-03-27T22:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled HPDR lower pup joint and placed coupling in working height above riser spider. Removed fairrings. Landed off HPDR standard joint #1 in riser spider. Meanwhile installed debris cap on F-4 using ROV and tugger assist.
dTimEnd: 2008-03-28T00:00:00+01:00
dTimStart: 2008-03-27T22:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: