Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-05-15T00:00:00+02:00 to 2008-05-16T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 1.4
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-05-16T00:00:00+02:00
dTimDiaHoleStart: 2008-05-11T14:00:00+02:00
diaHole: 17.5
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rig up casing running equipment. Run 14" casing to 1600 m MD.
hpht: 0
md: 2281
mdCsgLast: 2275.4
mdDiaHoleStart: 1086
mdPlanned: -999.99
mdStrengthForm: 1186
presTestType: formation integrity test
reportNo: 30
ropCurrent: -999.99
strengthForm: 1.38
sum24Hr: Broke out and laid down 17 1/2" drilling BHA. Retrieved nominal seat protector. Worked on TDS to get right allignment relative to well centre. Rigged up 14" casing running equipment.
tightWell: 0
tvd: 2279.5
tvdCsgLast: 2274.1
tvdStrengthForm: 1186
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-05-15T22:00:00+02:00
density: 1.3
locationSample: Active pit
md: 2281
mudClass: water based
presBopRating: 690
pv: 32
type: HPWBM
visFunnel: -999.99
yp: 16.5
Pore pressure:
dTim: 2008-05-16T00:00:00+02:00
equivalentMudWeight: 1.03
md: 2281
readingKind: estimated
Survey stations:
Activities:
comments: POOH with 17 1/2" drilling BHA on 5 1/2" DP from 1872 m to 1515 m MD. No thight spots observed.
dTimEnd: 2008-05-15T01:00:00+02:00
dTimStart: 2008-05-15T00:00:00+02:00
md: 1515
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Gained 350 liters more than theoretical. Performed flowcheck on trip tank - well static.
dTimEnd: 2008-05-15T01:15:00+02:00
dTimStart: 2008-05-15T01:00:00+02:00
md: 1515
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 17 1/"2" BHA on 5 1/2" DP from 1515 m to 1064 m MD inside 20" shoe. No thight spots observed.
dTimEnd: 2008-05-15T02:15:00+02:00
dTimStart: 2008-05-15T01:15:00+02:00
md: 1064
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed flowcheck on trip tank - well static.
dTimEnd: 2008-05-15T02:30:00+02:00
dTimStart: 2008-05-15T02:15:00+02:00
md: 1064
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 17 1/2" BHA on 5 1/2" DP from 1064 m to 149 m MD. Performed pit drill with drilling crews - good response from drillfloor.
dTimEnd: 2008-05-15T04:00:00+02:00
dTimStart: 2008-05-15T02:30:00+02:00
md: 110
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flowchecked well on trip tank. Meanwhile performed toolbox talk for removing PS-30 slips.
dTimEnd: 2008-05-15T04:15:00+02:00
dTimStart: 2008-05-15T04:00:00+02:00
md: 110
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed PS-30 slips from rotary. Installed master bushing.
dTimEnd: 2008-05-15T04:30:00+02:00
dTimStart: 2008-05-15T04:15:00+02:00
md: 110
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Racked back stand of 5 1/2" HWDP. Broke out 5 1/2" FH x 6 5/8" reg x-over. Broke out and laid out 8 1/4" DC singel. Broke out and racked back stand of 8 1/4" DC.
dTimEnd: 2008-05-15T06:00:00+02:00
dTimStart: 2008-05-15T04:30:00+02:00
md: 73
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Broke out and racked back stand of jar and 8 1/4" DC. Broke and laid out NMDC.
dTimEnd: 2008-05-15T07:00:00+02:00
dTimStart: 2008-05-15T06:00:00+02:00
md: 32
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held toolbox talk for laying out Schlumberger drilling BHA's.
dTimEnd: 2008-05-15T07:15:00+02:00
dTimStart: 2008-05-15T07:00:00+02:00
md: 32
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Broke out and laid down SonicVison, MWD, ARC and Powerdrive X5.
dTimEnd: 2008-05-15T08:45:00+02:00
dTimStart: 2008-05-15T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held toolbox talk for retrieving nominal seat protector.
dTimEnd: 2008-05-15T09:00:00+02:00
dTimStart: 2008-05-15T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Made up jetting sub to stand of 5 1/2" DP. Made up nominal seat protector RT.
dTimEnd: 2008-05-15T09:30:00+02:00
dTimStart: 2008-05-15T09:00:00+02:00
md: 47
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH on 5 1/2" DP and latched wearbushing according to Vetco instructions. Picked up and washed/jetted wellhead at 4000 lpm / SPP 60 bar / 3-5 rpm. Made 3 passes across wellhead while circulating.
dTimEnd: 2008-05-15T10:45:00+02:00
dTimStart: 2008-05-15T09:30:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with nominal seat protector on 5 1/2" DP from 140 m MD to surface. Broke out RT and jet sub.
dTimEnd: 2008-05-15T12:00:00+02:00
dTimStart: 2008-05-15T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk for making up pup to cement head.
dTimEnd: 2008-05-15T12:15:00+02:00
dTimStart: 2008-05-15T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up cement head and made up 4,5 m 5 1/2" HWDP pup joint. Laid out cement head.
dTimEnd: 2008-05-15T12:45:00+02:00
dTimStart: 2008-05-15T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to working on TDS.
dTimEnd: 2008-05-15T13:00:00+02:00
dTimStart: 2008-05-15T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Removed allignment cylinder on TDS. Replaced cylinder with fixed bar and shimms. Parts to hook up bar to brackets missing. Had to produce new parts in mechanic workshop. 

Meanwhile :
-Brought casing running equipment to drillfloor
-Drifted 5 1/2" HWDP to 2 3/4"
-Removed protectors on 14" casing
-Changed head on PDM
dTimEnd: 2008-05-15T17:45:00+02:00
dTimStart: 2008-05-15T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Held toolbox talk for dropped object inspection and service on TDS.
dTimEnd: 2008-05-15T18:00:00+02:00
dTimStart: 2008-05-15T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed dropped object inspection of fwd and aft PRS in manrider.
dTimEnd: 2008-05-15T20:15:00+02:00
dTimStart: 2008-05-15T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Made up 2 x-overs and TIW to 14" circulating swedge.
dTimEnd: 2008-05-15T21:00:00+02:00
dTimStart: 2008-05-15T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Removed potential dropped object / tag plates from fwd PRS (finding from dropped object inspection).
dTimEnd: 2008-05-15T21:15:00+02:00
dTimStart: 2008-05-15T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Worked on TDS. Made up fixed centering bar / brackets on TDS. 

Meanwhile :
-Performed houskeeping and cleaning in shakers
-Cleaned pits

Static losses to well before midnight ~100 l/hrs.
dTimEnd: 2008-05-16T00:00:00+02:00
dTimStart: 2008-05-15T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
Lithology and shows: