Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1992-11-27T00:00:00+01:00 to 1992-11-28T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-18T00:00:00+02:00
dateDrillComplete: 1992-12-18
daysBehind: 26.1
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1992-11-28T00:00:00+01:00
dTimDiaHoleStart: 1992-11-22T15:00:00+01:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: - POOH WITH SPRING LOADED TOOL.
- PRESSURE TEST TOP DRIVE.
- LAY DOWN 17 1/2" BHA.
- RUN GYRO AND CBL.
- PRESSURE TEST CSG TO 220 BAR AGAINST SHEAR RAM.
- MAKE UP AND RIH WITH 12 1/4" BHA.
hpht: 0
md: 1490
mdCsgLast: 1481.7
mdDiaHoleStart: 552
mdKickoff: 562
mdPlanned: -999.99
reportNo: 28
ropCurrent: -999.99
sum24Hr: -RAN 13 3/8" CASING TO 1482 M.
-CEMENTED 13 3/8" CASING. GOT CEMENT IN RETURN.
-FLUSHED KILL/CHOKE LINE/RISER.
-ATTEMPTED TO SET SEAL ASSY. NEG.
-RIH W/MILL/FLUSH TOOL, WASHED SEAL AREA.
-RIH W/JET SUB, WASHED WELLHEAD, BOP, RISER.
-RIH W/13 3/8" WEAR BUSHING.
-TESTED BOP.
tightWell: 0
tvd: 1273
tvdCsgLast: 1268.5
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1992-11-27T21:00:00+01:00
density: 1.22
locationSample: Active pit
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: 15
type: KCL/PAC/PHPA
visFunnel: 53
yp: 6.5
Pore pressure:
dTim: 1992-11-28T00:00:00+01:00
equivalentMudWeight: 1.04
md: 1490
readingKind: estimated
Survey stations:
Activities:
comments: CONTINUED RUNNING 13 3/8" CASING TO 1275M.
dTimEnd: 1992-11-27T06:00:00+01:00
dTimStart: 1992-11-27T00:00:00+01:00
md: 1275
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RAN 13 3/8" CASING TO 1376 M.
dTimEnd: 1992-11-27T07:30:00+01:00
dTimStart: 1992-11-27T06:00:00+01:00
md: 1376
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: MAKE UP 13 3/8" CASING HANGER. RAN 13 3/8" CASING ON 5" HWDP. LANDED SAME. TOOK MEASUREMENTS.
dTimEnd: 1992-11-27T09:00:00+01:00
dTimStart: 1992-11-27T07:30:00+01:00
md: 1482
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: CIRCULATED BOTTOMS UP. PUMPED 25 M3 1,2 SG BENTONITE MUD. PRESSURE TESTED SURFACE LINE TO 345 BAR.
dTimEnd: 1992-11-27T11:00:00+01:00
dTimStart: 1992-11-27T09:00:00+01:00
md: 1482
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: PUMPED 12 M3 1,4 SG SPACER. MIXED AND PUMPED 71,8 M3 1,56 SG LEAD SLURRY,FOLLOWED BY 20,1 M3 1,9 SG TAIL SLURRY. DROPPED DART AND DISPLACED CEMENT WITH 1,5 M3 1,4 SG SPACER.
dTimEnd: 1992-11-27T14:30:00+01:00
dTimStart: 1992-11-27T11:00:00+01:00
md: 1482
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: DISPLACED CEMENT WITH 102,6 M3 1,2 SG MUD USING RIG PUMP. GOT CEMENT CONTAMINATED MUD IN RETURN OVER SHAKER. DID NOT BUMP PLUG.
dTimEnd: 1992-11-27T16:30:00+01:00
dTimStart: 1992-11-27T14:30:00+01:00
md: 1482
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: FLUSHED K/C LINE AND RISER. DUMPED CEMENT CONTAMINATED MUD. ATTEMPTED TO SET SEAL ASSY, NEGATIVE. RELEASED SEAL ASSY AND POOH WITH SAME.
dTimEnd: 1992-11-27T17:30:00+01:00
dTimStart: 1992-11-27T16:30:00+01:00
md: 1482
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: M/U MILL AND FLUSH TOOL. RIH AND WASHED SEAL AREA.GOT CMT CONTAMINATED MUD IN RETURN. POOH, L/D MILL AND FLUSH TOOL.
dTimEnd: 1992-11-27T20:00:00+01:00
dTimStart: 1992-11-27T17:30:00+01:00
md: 106
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: M/U AND RIH W/SEAL ASSY. SET AND PRESSURE TEST SAME TO 140 BAR. RETORQUED SEAL ASSY AND PRESSURE TESTED TO 220 BAR. POOH AND L/D R/T.
dTimEnd: 1992-11-27T22:00:00+01:00
dTimStart: 1992-11-27T20:00:00+01:00
md: 106
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: M/U JET SUB. RIH TO BELOW WELLHEAD. WASHED WELLHEAD/BOP AND RISER.
dTimEnd: 1992-11-27T23:30:00+01:00
dTimStart: 1992-11-27T22:00:00+01:00
md: 106
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: CHANGED BAILS.
dTimEnd: 1992-11-28T00:00:00+01:00
dTimStart: 1992-11-27T23:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: