Daily Drilling Report
Well: NO 15/9-19 B
Report period: 1998-02-01T00:00:00+01:00 to 1998-02-02T00:00:00+01:00
Wellbore info:
dTimSpud: 1997-12-05T00:00:00+01:00
daysBehind: 82.9
operator: Statoil
rigAlias: name: BYFORD DOLPHIN
name: 341331
Status:
dTim: 1998-02-02T00:00:00+01:00
dTimDiaHoleStart: 1998-02-01T12:00:00+01:00
distDrill: -999.99
elevKelly: 25
fixedRig: false
forecast24Hr: PULL REMAINING ANCHORS AND START TOW TO ØLEN.
hpht: 0
md: -999.99
mdCsgLast: 4643
mdKickoff: 2911
mdPlanned: -999.99
reportNo: 59
ropCurrent: -999.99
sum24Hr: COMPLETE INSTALLATION OF PROTECTION HATCH AND RETRIEVED FRAME FOR SAME
DEBALLASTED RIG AND PULLED 6 ANCHORS. WOW DUE TO HIGH WIND.
tightWell: 0
waterDepth: 85
wellheadElevation: 106.5
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: STORED AND SECURED LMRP AND BOP. LAYED DOWN 2 RISER JOINTS.
dTimEnd: 1998-02-01T03:00:00+01:00
dTimStart: 1998-02-01T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIGGED DOWN RISER HANDLING EQUIPMENT AND MOVED RIG TO WELL CENTER.
dTimEnd: 1998-02-01T04:00:00+01:00
dTimStart: 1998-02-01T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH AND SET CORROSION CAP. SHEARED PINS WITH 9T OVERPULL. RELEASED AND RETRIEVED GUIDELINES.
dTimEnd: 1998-02-01T05:00:00+01:00
dTimStart: 1998-02-01T04:00:00+01:00
md: 110
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH WITH WIRE SLING ON DP AND ENGAGED PROTECTION HATCH. MOVED HATCH TO WELL CENTER.
dTimEnd: 1998-02-01T06:00:00+01:00
dTimStart: 1998-02-01T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: INSTALLED PROTECTION HATCH AND DISCONNECTED LIFTING FRAME FROM HATCH. PULLED LIFTING FRAME TO MOONPOOL.
dTimEnd: 1998-02-01T10:00:00+01:00
dTimStart: 1998-02-01T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: REMOVED LIFTING FRAME FROM CELLAR DECK.
dTimEnd: 1998-02-01T11:00:00+01:00
dTimStart: 1998-02-01T10:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH WITH WIRE SLING ON DP AND RETRIEVED HANDRAIL FROM TEMP PLATE ROOF.
dTimEnd: 1998-02-01T12:00:00+01:00
dTimStart: 1998-02-01T11:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: DE-BALLASTED RIG TO 7,6M DRAFT. STARTED ANCHOR HANDLING AT 1955 HRS; ANCHORS IN BOLSTER AT; NO 11/ 2143 HRS, NO 5/ 2159 HRS.
dTimEnd: 1998-02-02T00:00:00+01:00
dTimStart: 1998-02-01T12:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- anchor
state: ok
stateDetailActivity: success
Lithology and shows: