Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-26T00:00:00+01:00 to 2009-02-27T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-27T00:00:00+01:00
dTimDiaHoleStart: 2009-02-24T06:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install spacer spool, XMT, flow line. 
hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 39
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: Set FLX packer, pressure tested production packer to 330 bars 15 min. Inflow tested ASV. Nipple down Diverter, slick joint, BOP and riser. Removed communication collar and started feeding control lines through dedicated ports in wellhead. 
tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Took 15MT overpull.

dTimEnd: 2009-02-26T00:15:00+01:00
dTimStart: 2009-02-26T00:00:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Tested tubing hanger seal at well head 35/345bars , 5/10mins.

dTimEnd: 2009-02-26T00:45:00+01:00
dTimStart: 2009-02-26T00:15:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Leak tested line/hose against lo-torq valve to 345bar/5min with Halliburton cement pump. Bled down to 10 bars. Applied 545 bars to ASV and DHSV. Opened lo-torq valve.

dTimEnd: 2009-02-26T01:15:00+01:00
dTimStart: 2009-02-26T00:45:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Pressured up tubing to 50 bar, checked pressure integrity, prior to setting packer. Held for 5 min. Volume pumped 181 litres. Closed DHSV and bled down pressure to 5 bars and observe red for 10 min. Bled back 50 litres.

dTimEnd: 2009-02-26T01:45:00+01:00
dTimStart: 2009-02-26T01:15:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Pressured up tubing to 60 bars and equalized over DHSV, 88 litres. Applied 545bars to control lines for DHSV.

dTimEnd: 2009-02-26T02:00:00+01:00
dTimStart: 2009-02-26T01:45:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Pressured up tubing 100 lpm to 345 bars 863 litres total 951 lifters. Packer set after 15 min. Continued with tubing test of 345 bars to a straight line of 15 min. 

dTimEnd: 2009-02-26T03:30:00+01:00
dTimStart: 2009-02-26T02:00:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Bled down pressure to 280 bars, 190 litres bled back. Closed DHSV and bled down to 210 bars, 45 litres bled back. Performed inflow test of DHSV with 70 bars diff./15min. 

dTimEnd: 2009-02-26T04:00:00+01:00
dTimStart: 2009-02-26T03:30:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Bled down pressure to 10 bars, 98 litres bled back. Performed inflow test of DHSV with 270 bars diff./30min.
dTimEnd: 2009-02-26T04:30:00+01:00
dTimStart: 2009-02-26T04:00:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Equalised pressure across DHSV, pressure up tubing 280 bar, 170 litres. Opened DHSV. 

dTimEnd: 2009-02-26T04:45:00+01:00
dTimStart: 2009-02-26T04:30:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Bled down pressure in tubing to 100 bars and kept DHSV open. 550 litres bled back.
dTimEnd: 2009-02-26T05:00:00+01:00
dTimStart: 2009-02-26T04:45:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to set FLX-packer. Increased tubing pressure to 110 bars. Lined for monitoring the THP on the stand pipe manifold. Isolated cement unit and bled down 10 bars THP verifying line up.
dTimEnd: 2009-02-26T05:15:00+01:00
dTimStart: 2009-02-26T05:00:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Lined up cement-unit to A-annulus, with hose connected to Multi Bowl, and tested same to 35/345bar for 5/10min against closed outer annulus valve.

dTimEnd: 2009-02-26T05:45:00+01:00
dTimStart: 2009-02-26T05:15:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Opened annulus valve and started to set FLX-packer.
dTimEnd: 2009-02-26T06:00:00+01:00
dTimStart: 2009-02-26T05:45:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Continued pressuring up A-annulus in steps accordance with BOT procedure to 330bar 10 min to test the production packer and set the FLX-packer. Pumped 1250 liters.
Maintained 100 bars on tubing during pressure testing and setting of the FLX-packer, 330 bar 15 minutes. 

dTimEnd: 2009-02-26T07:30:00+01:00
dTimStart: 2009-02-26T06:00:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Bled down pressure to 270 bars, 170 litres bled back. Closed ASV and bled down to 200 bars, 70 litres bled back. Performed inflow test of ASV with 70 bars diff./15min. THP 85 bars.

dTimEnd: 2009-02-26T08:00:00+01:00
dTimStart: 2009-02-26T07:30:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Bled down pressure to 10 bars, 120 litres bled back. Performed inflow test of ASV with 260 bars diff./30min. THP 77 bars.

dTimEnd: 2009-02-26T08:30:00+01:00
dTimStart: 2009-02-26T08:00:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Pressured up on ASV control line to 545 bars and isolated control line. Pressured up annulus above ASV from 10 bars to 270 bars, pumped 199 liters,  and equalized ASV. Observed pressure drop in control line when equalizing ASV.

dTimEnd: 2009-02-26T09:00:00+01:00
dTimStart: 2009-02-26T08:30:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Closed the outer A-section valve. Bled pressure down to 5 bars on the cement unit and inflow tested A-annulus valves to 265bars for 30 min. 

dTimEnd: 2009-02-26T09:45:00+01:00
dTimStart: 2009-02-26T09:00:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Equalized pressure against closed outer A-annulus valve, to 270 bars, opened A-annulus valve and bleed back 900 liters. 

dTimEnd: 2009-02-26T10:15:00+01:00
dTimStart: 2009-02-26T09:45:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to rig down surface equipment. Simultaneously bled down pressure in tubing.

dTimEnd: 2009-02-26T10:30:00+01:00
dTimStart: 2009-02-26T10:15:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Broke off swedge on top of tubing. Cut control lines. Rigged down sheaves.

dTimEnd: 2009-02-26T10:45:00+01:00
dTimStart: 2009-02-26T10:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Disconnected the landing string/THRT from TH by rotating 9 turns clockwise. Pulled out landing string and laid down same.

dTimEnd: 2009-02-26T11:45:00+01:00
dTimStart: 2009-02-26T10:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Rigged down surface completion equipment, tubing tong, control line reels etz.

dTimEnd: 2009-02-26T12:30:00+01:00
dTimStart: 2009-02-26T11:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Waited on crane due to wind speed above 40 knots.

dTimEnd: 2009-02-26T13:30:00+01:00
dTimStart: 2009-02-26T12:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Removed equipment out from the rig floor.

dTimEnd: 2009-02-26T14:45:00+01:00
dTimStart: 2009-02-26T13:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked/made up BPV and centralizer, RIH and set BPV in tubing hanger. POOH with running tool and laid out same. 

dTimEnd: 2009-02-26T17:00:00+01:00
dTimStart: 2009-02-26T14:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor.

dTimEnd: 2009-02-26T17:15:00+01:00
dTimStart: 2009-02-26T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to nipple down diverter, slick joint and BOP.

dTimEnd: 2009-02-26T17:30:00+01:00
dTimStart: 2009-02-26T17:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up for retrieving divertor and slick joint. 

dTimEnd: 2009-02-26T19:00:00+01:00
dTimStart: 2009-02-26T17:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to nipple down diverter & BOP.

dTimEnd: 2009-02-26T19:15:00+01:00
dTimStart: 2009-02-26T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled diverter and installed master bushings. Stored diverter in set back area.

dTimEnd: 2009-02-26T20:00:00+01:00
dTimStart: 2009-02-26T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled slick joint and store on rig floor.

dTimEnd: 2009-02-26T20:30:00+01:00
dTimStart: 2009-02-26T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed tension cylinders from BOP.

dTimEnd: 2009-02-26T21:00:00+01:00
dTimStart: 2009-02-26T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Erected scaffolding at NT2 connector. Meanwhile rigged up dual lift assy for lower riser.

dTimEnd: 2009-02-26T23:00:00+01:00
dTimStart: 2009-02-26T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Completed rigging up scaffolding. Removed choke hose from BOP.

dTimEnd: 2009-02-27T00:00:00+01:00
dTimStart: 2009-02-26T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: