Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2016-08-16T00:00:00+02:00 to 2016-08-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-08-17T00:00:00+02:00
dTimDiaHoleStart: 2016-08-14T18:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Install BOP, perform connectot test
- R/U csg handling equipment
- RIH w/ THRT, release TH, displace well to SW
- Pulled and L/D 500m of tbg
hpht: 0
md: -999.99
mdCsgLast: 3519
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Pressure tested and inflow tested deepset plug
- Set and pressure tested from above shallow set plug 
- N/D Xtree and spacer spool
- Installed HP riser
- Started to N/U BOP
tightWell: 0
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Pressure tested deep set plug to 20/260bar for 5/10 minutes. Good test
dTimEnd: 2016-08-16T00:45:00+02:00
dTimStart: 2016-08-16T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Bled off pressure above deep set plug to close drain to 10bar.
Performed inflow test of deep set plug. Good test
dTimEnd: 2016-08-16T02:30:00+02:00
dTimStart: 2016-08-16T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Bled down pressure from tubing. Closed HMV, confirmed SV and KWV closed
L/D BHA
dTimEnd: 2016-08-16T03:30:00+02:00
dTimStart: 2016-08-16T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: M/U shallow set plug BHA (run #5), installed same into lubricator. Leak tested lubricator/QTS to 20/345bar 5/10min.
Opened HMV, SV
dTimEnd: 2016-08-16T04:45:00+02:00
dTimStart: 2016-08-16T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: RIH shallow set plug to 256m
dTimEnd: 2016-08-16T05:00:00+02:00
dTimStart: 2016-08-16T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Correlated BHA across interval 200 - 300m . Set plug with mid packer element at 249m. Tagged plug. POOH w/ setting tool to lubricator
dTimEnd: 2016-08-16T06:00:00+02:00
dTimStart: 2016-08-16T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Lined up cement pump and pressure tested shallow set plug to 20/230bar for 5/10min. Good test
dTimEnd: 2016-08-16T06:30:00+02:00
dTimStart: 2016-08-16T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Closed HMV,KWV and SV, verified no pressure in XT
dTimEnd: 2016-08-16T06:45:00+02:00
dTimStart: 2016-08-16T06:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Started R/D wireline equipment
dTimEnd: 2016-08-16T07:00:00+02:00
dTimStart: 2016-08-16T06:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting w/ oncoming crew to R/D WL equipment
dTimEnd: 2016-08-16T07:15:00+02:00
dTimStart: 2016-08-16T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/D plug setting tool
dTimEnd: 2016-08-16T07:45:00+02:00
dTimStart: 2016-08-16T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: R/D lubricator, moved same from the rig floor
dTimEnd: 2016-08-16T09:00:00+02:00
dTimStart: 2016-08-16T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D upper wire line riser joint
dTimEnd: 2016-08-16T09:15:00+02:00
dTimStart: 2016-08-16T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Disconnected control lines and hoses to WL BOP and pulled same to rig floor 
Meanwhile prepared to pull Fox hole
dTimEnd: 2016-08-16T10:00:00+02:00
dTimStart: 2016-08-16T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D WL BOP and lower riser joint. Lifted BOP to pipe deck
dTimEnd: 2016-08-16T11:30:00+02:00
dTimStart: 2016-08-16T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting for rearranging well hatches in moon pool
dTimEnd: 2016-08-16T11:45:00+02:00
dTimStart: 2016-08-16T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed hatches on F-12 and F-7 and beam between slots
dTimEnd: 2016-08-16T13:00:00+02:00
dTimStart: 2016-08-16T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing, installed chains to TDS and attached to XMT as per lifting plan, with double securing
dTimEnd: 2016-08-16T13:45:00+02:00
dTimStart: 2016-08-16T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued w/ attaching lifting arrangement to XMT
Meanwhile performed BOP test No.2 (low pressure only) to 20bar
dTimEnd: 2016-08-16T14:00:00+02:00
dTimStart: 2016-08-16T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed high pressure test on BOP. Test No.2 to 345bar
dTimEnd: 2016-08-16T14:15:00+02:00
dTimStart: 2016-08-16T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued to rig up to pull XMT. Took 1t tension with TDS and disconnected Greyloc clamp below XMT
Meanwhile performed BOP test No 1 to 20/345bar for 5/10 min
dTimEnd: 2016-08-16T15:15:00+02:00
dTimStart: 2016-08-16T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted XMT to Moon pool and transported to skid according to lifting plan. 
Meanwhile lined up for BOP pressure test No. 3
dTimEnd: 2016-08-16T16:00:00+02:00
dTimStart: 2016-08-16T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued to move/handle XMT to moon pool hatch
Meanwhile performed BOP test No. 3 to 20/345bar 5/10 min, 
performed  BOP test No. 4 to 20/345bar 5/10 min
dTimEnd: 2016-08-16T16:45:00+02:00
dTimStart: 2016-08-16T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed beam between slots and hatch on F-7 slot. 
Meanwhile lined up for BOP pressure test No. 5
dTimEnd: 2016-08-16T17:30:00+02:00
dTimStart: 2016-08-16T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted spool spacer to the rig floor. 
Meanwhile performed  BOP test No. 5, installed master bushing
dTimEnd: 2016-08-16T18:30:00+02:00
dTimStart: 2016-08-16T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared wellhead to install HP riser. 
Meanwhile performed  BOP test No. 6, removed lifting tool for foxhole
dTimEnd: 2016-08-16T19:15:00+02:00
dTimStart: 2016-08-16T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleared rig floor and HTS, meanwhile carried out TBT for testing BOP.
dTimEnd: 2016-08-16T19:30:00+02:00
dTimStart: 2016-08-16T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued working on wellhead. measured RKB - WH 19.95m. 
Meanwhile continued pressure test on BOP. Prepared paperwork required for running HP Riser and man riding on TDS
dTimEnd: 2016-08-16T20:30:00+02:00
dTimStart: 2016-08-16T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed communication collar. Meanwhile isolated TDS, hydraulic mech investigated sweating connection on link tilt cylinder. Finished pressure testing BOP and rigged down equipment used for pressure testing
dTimEnd: 2016-08-16T21:15:00+02:00
dTimStart: 2016-08-16T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to P/U high pressure riser
Meanwhile deisolated TDS, TBT
dTimEnd: 2016-08-16T21:45:00+02:00
dTimStart: 2016-08-16T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Connected all rigging equipment to TDS bails and picked up HP Riser. Removed master bushing and half-moon hatches. P/U and RIH with HP Riser, removed protector
dTimEnd: 2016-08-16T23:00:00+02:00
dTimStart: 2016-08-16T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued RIH w/ HP riser, cleaned and checked seal area and M/U NT2 connector
dTimEnd: 2016-08-16T23:45:00+02:00
dTimStart: 2016-08-16T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to skid BOP
dTimEnd: 2016-08-17T00:00:00+02:00
dTimStart: 2016-08-16T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: