Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-22T00:00:00+02:00 to 2013-09-23T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-23T00:00:00+02:00
dTimDiaHoleStart: 2013-09-22T01:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Activate adjustment sub.
Pressure test tie-back adapter.
Run and set MS-T seal assembly.
Pressure test BOP connection.
Install bowl protector.
Retrieve safe lock plug.
Run completion.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 24
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Nippled up BOP.
Recovered annulus insert.
Ran 10 3/4" surface tieback casing and hanger.
Pressure tested tie-back adapter.

tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-22T11:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Connected tension system.
Meanwhile rigged down diverter handling equipment.
dTimEnd: 2013-09-22T00:30:00+02:00
dTimStart: 2013-09-22T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Filled riser with seawater.
dTimEnd: 2013-09-22T01:00:00+02:00
dTimStart: 2013-09-22T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up bowl protector RT and made up to 5 1/2" DP.
RIH and installed bowl protector at 20,53 meter.
POOH with RT.
dTimEnd: 2013-09-22T02:00:00+02:00
dTimStart: 2013-09-22T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up jetting sub and RIH on 5 1/2" DP to 150 meter.
Closed upper pipe ram.
Pumped seawater at 550 liter/min through choke and kill lines until clean returns observed.
Opened upper pipe ram.
Pumped 14 m3 Hi-vis pill at 2000 liter/min, 5 bar and chased same with 3,5 m3 seawater. 
RIH to 162 meter  and circulated with seawater at 3000 liter/min, 25 bar, 5 rpm.
POOH with jetting sub.
dTimEnd: 2013-09-22T04:00:00+02:00
dTimStart: 2013-09-22T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Picked up and RIH with annulus insert retrieval tool.
Engaged annulus insert at 139,95 meter.
Released annulus insert with 6000 Nm.
Displaced riser  to brine.
POOH with annulus insert retrieval tool and insert, laid down same.

dTimEnd: 2013-09-22T07:30:00+02:00
dTimStart: 2013-09-22T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting.
dTimEnd: 2013-09-22T07:45:00+02:00
dTimStart: 2013-09-22T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with bowl protector retrieval tool and retrieved bowl protector.
POOH with bowl protector and RT.
dTimEnd: 2013-09-22T08:45:00+02:00
dTimStart: 2013-09-22T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor.
dTimEnd: 2013-09-22T09:00:00+02:00
dTimStart: 2013-09-22T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to rig up handlling equipment.
dTimEnd: 2013-09-22T09:15:00+02:00
dTimStart: 2013-09-22T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged up 10 3/4" handling equipment for tie-back casing.
dTimEnd: 2013-09-22T12:15:00+02:00
dTimStart: 2013-09-22T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to run tie-back connector.
dTimEnd: 2013-09-22T12:30:00+02:00
dTimStart: 2013-09-22T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up 10 3/4" tie-back connector, inspected same, ok.
Picked up and RIH with 10 3/4" tie-back string as per running tally from surface to 119,34 meter.
dTimEnd: 2013-09-22T15:30:00+02:00
dTimStart: 2013-09-22T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up 10 3/4" surface casing hanger assembly with adjustment sub and continued to RIH.
dTimEnd: 2013-09-22T16:00:00+02:00
dTimStart: 2013-09-22T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Tagged land off point with 3 Ton.
Landed off tie-back string at 139,88 meters.
dTimEnd: 2013-09-22T16:15:00+02:00
dTimStart: 2013-09-22T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rotated string to engage threads in tie-back adapter.
dTimEnd: 2013-09-22T16:30:00+02:00
dTimStart: 2013-09-22T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Released riser RT and POOH with same.
Meanwhile drained riser.
dTimEnd: 2013-09-22T16:45:00+02:00
dTimStart: 2013-09-22T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to rig down handling equipment.
Rigged down handling equipment for 10 3/4" tie-back casing and cleared drill floor.
Rigged up 5 1/2" handling equipment.
dTimEnd: 2013-09-22T18:00:00+02:00
dTimStart: 2013-09-22T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up and made up tie-back torque tool.
RIH with tie-back connector torque tool on 5 1/2" DP.
Landed and engaged torque tool in tie-back adapter at 139,55 meter and sat down 3 Ton.
Made up Tie-back connector to 9500 Nm.
POOH with tie-back connector torque tool on 5 1/2" DP.
dTimEnd: 2013-09-22T19:45:00+02:00
dTimStart: 2013-09-22T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged 10 3/4" handling equipment for tie-back casing.
Performed pre-job meeting.
dTimEnd: 2013-09-22T20:30:00+02:00
dTimStart: 2013-09-22T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up casing hanger landing string and RIH to top of casing hanger at 20,5 meter.
Engaged same.
dTimEnd: 2013-09-22T21:30:00+02:00
dTimStart: 2013-09-22T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged up swedge and hose for tie-back adapter test.
Flushed lines and tested lines to 345 bar - 5 minutes.
Pressure tested tie-back adapter to 20 / 345 bar - 5 / 10 minutes. Observed B annulus at multibowl.
Pumped 486 liter, bled back 486 liter.
Rigged down swedge and hose.
dTimEnd: 2013-09-22T22:45:00+02:00
dTimStart: 2013-09-22T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed to 5 1/2" DP handling equipment.
dTimEnd: 2013-09-22T23:15:00+02:00
dTimStart: 2013-09-22T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up adjustable sub setting tool and RIH to 28,3 meter.
dTimEnd: 2013-09-23T00:00:00+02:00
dTimStart: 2013-09-22T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: