Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2016-10-19T00:00:00+02:00 to 2016-10-20T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-20T00:00:00+02:00
dTimDiaHoleStart: 2016-08-14T18:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Lift equipment from WH deck to drill floor
- Skid to well F-11 B
- Pull riser on F-11 B
- Skid to F-1 C
hpht: 0
md: -999.99
mdCsgLast: 3519
mdDiaHoleStart: 3500
mdPlanned: -999.99
presTestType: leak off test
reportNo: 15
ropCurrent: -999.99
sum24Hr: - Skidded cantilever to well F-12
- Cut riser at 134,9 m
- Cut and L/O Multibowl and tensioner joint
- Cut and pulled riser
tightWell: 0
tvdCsgLast: 3107.8
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Performed TBT for skidding operations
dTimEnd: 2016-10-19T11:15:00+02:00
dTimStart: 2016-10-19T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Removed access stairs to cantilever
Skidded cantilever to well F-12.
dTimEnd: 2016-10-19T11:45:00+02:00
dTimStart: 2016-10-19T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Installed access stairs to cantilever
Meanwhile: Removed hatches.
dTimEnd: 2016-10-19T12:15:00+02:00
dTimStart: 2016-10-19T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Built scaffolding around hatches.
Installed hole covers on well F-14
dTimEnd: 2016-10-19T12:30:00+02:00
dTimStart: 2016-10-19T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Lowered NT2 connector from drill floor. M/U same onto multibowl.
Meanwhile: Installed master bushing and BX-elevator.
dTimEnd: 2016-10-19T13:15:00+02:00
dTimStart: 2016-10-19T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for M/U BHA and RIH with inner string.
dTimEnd: 2016-10-19T13:30:00+02:00
dTimStart: 2016-10-19T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and RIH with cutter BHA
dTimEnd: 2016-10-19T14:45:00+02:00
dTimStart: 2016-10-19T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U Multibowl RT. RIH and engaged RT to Multibowl.
Confirmed by pulling 20 ton overpull.
dTimEnd: 2016-10-19T15:00:00+02:00
dTimStart: 2016-10-19T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Load shifted weight from tension cylinders to TDS.
Meanwhile: Performed TBT for R/D tension cylinders
dTimEnd: 2016-10-19T15:15:00+02:00
dTimStart: 2016-10-19T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D tension cylinders
dTimEnd: 2016-10-19T16:15:00+02:00
dTimStart: 2016-10-19T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed boat collision stool and centralizers.
dTimEnd: 2016-10-19T17:15:00+02:00
dTimStart: 2016-10-19T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Built scaffolding around hole opening.
dTimEnd: 2016-10-19T17:30:00+02:00
dTimStart: 2016-10-19T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled 20 ton overpull.
Increased flow in steps to 2600 lpm / 87 bar. Cut riser.
Observed loss of overpull, good indication of cut.
dTimEnd: 2016-10-19T18:00:00+02:00
dTimStart: 2016-10-19T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D hoses and valve outlets from Multibowl.
dTimEnd: 2016-10-19T19:00:00+02:00
dTimStart: 2016-10-19T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT with ongoing crew.
dTimEnd: 2016-10-19T19:15:00+02:00
dTimStart: 2016-10-19T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled riser and inner string to drill floor.
Installed C-plate and landed off riser.
R/B Multibowl RT
dTimEnd: 2016-10-19T19:45:00+02:00
dTimStart: 2016-10-19T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed false rotary. Pulled and R/B inner string. R/B cutter BHA.
dTimEnd: 2016-10-19T20:15:00+02:00
dTimStart: 2016-10-19T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U Multibowl RT.
R/D C-plate.
dTimEnd: 2016-10-19T20:30:00+02:00
dTimStart: 2016-10-19T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled tensioner joint above rotary table.
Landed off riser onto elevator.
dTimEnd: 2016-10-19T21:00:00+02:00
dTimStart: 2016-10-19T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
Cut tensioner joint. Significant wave height 1,2 m
R/D cutting machine.
dTimEnd: 2016-10-19T22:00:00+02:00
dTimStart: 2016-10-19T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for L/O Multibowl and tensioner joint.
dTimEnd: 2016-10-19T22:15:00+02:00
dTimStart: 2016-10-19T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O Mutlibowl and tensioner joint (Lift #1).
Removed Multibowl and NT2 connector.
dTimEnd: 2016-10-19T22:45:00+02:00
dTimStart: 2016-10-19T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled upper pup joint and splash zone joint. Cleaned off marine growth on centralizer deck.
dTimEnd: 2016-10-19T23:30:00+02:00
dTimStart: 2016-10-19T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
Cut riser. Significant wave height 1,4 m
dTimEnd: 2016-10-20T00:00:00+02:00
dTimStart: 2016-10-19T23:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: