Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-16T00:00:00+01:00 to 2014-03-17T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-17T00:00:00+01:00
dTimDiaHoleStart: 2014-03-15T16:30:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH in open hole with 7" liner on 5 1/2" LS to 4050 m.
Wash liner to bottom.
Circulate hole clean and rotate liner at setting depth.
Set liner hanger, establish rotation and circ. prior to cement job.
Perform cement job.
Set packer and circ. out excess cement.

hpht: 0
md: 4094
mdCsgLast: 3047
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 24
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: M/U and RIH 7" liner from 110 m to 1149 m.
Installed liner hanger.
RIH with 7" liner on 5 1/2" landing string from 1149 m to 3040 m.
Broke circulation and circ. at 9 5/8" shoe prior to enter open hole.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 2868.3
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-16T20:30:00+01:00
density: 1.34
locationSample: Active pit
md: 4094
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
dTim: 2014-03-16T15:00:00+01:00
density: 1.34
locationSample: Active pit
md: 4094
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
dTim: 2014-03-16T02:00:00+01:00
density: 1.34
locationSample: Active pit
md: 4094
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 9.5
Pore pressure:
Survey stations:
Activities:
comments: RIH with 7" 29 ppf 13CrS110 VamTop HT liner from 110 m to 263 m. Filled liner every 5th joint. Average running rate 6,5 joints/hr.
dTimEnd: 2014-03-16T02:00:00+01:00
dTimStart: 2014-03-16T00:00:00+01:00
md: 263
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" 29 ppf 13CrS110 VamTop HT liner from 263 m to 427 m. Filled liner every 5th joint. Average running rate 7 joints/hr.
dTimEnd: 2014-03-16T04:00:00+01:00
dTimStart: 2014-03-16T02:00:00+01:00
md: 427
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" 29 ppf 13CrS110 VamTop HT liner from 427 m to 668 m. Filled liner every 5th joint. Average running rate 7 joints/hr. Installed pup "K" as per tally.
dTimEnd: 2014-03-16T07:00:00+01:00
dTimStart: 2014-03-16T04:00:00+01:00
md: 668
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed TBT with day shift.
dTimEnd: 2014-03-16T07:15:00+01:00
dTimStart: 2014-03-16T07:00:00+01:00
md: 668
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" 29 ppf 13CrS110 VamTop HT liner from 668 m to 1149 m. Filled liner every 5th joint. Average running rate 7,4 joints/hr. Installed pup "O" as per tally.
dTimEnd: 2014-03-16T12:45:00+01:00
dTimStart: 2014-03-16T07:15:00+01:00
md: 1149
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Removed FMS slips and installed master bushings. Changed elevator inserts to 5 1/2".
dTimEnd: 2014-03-16T13:30:00+01:00
dTimStart: 2014-03-16T12:45:00+01:00
md: 1149
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed TBT for installing 7" liner hanger. Counted remaining joints on deck prior installing hanger.
dTimEnd: 2014-03-16T13:45:00+01:00
dTimStart: 2014-03-16T13:30:00+01:00
md: 1149
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Transfered liner hanger assy from aft PRS to TDS. Installed wiper plugs as per Weatherford instructions.
M/U hanger.
dTimEnd: 2014-03-16T15:00:00+01:00
dTimStart: 2014-03-16T13:45:00+01:00
md: 1149
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Removed protection from hanger. Weatherford liner operator checked set screws. RIH hanger below rotary.
dTimEnd: 2014-03-16T15:30:00+01:00
dTimStart: 2014-03-16T15:00:00+01:00
md: 1149
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/D Weatherford tong and cleared rig floor.
dTimEnd: 2014-03-16T16:15:00+01:00
dTimStart: 2014-03-16T15:30:00+01:00
md: 1149
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner on 5 1/2" HWDP stand from 1149 m to 1190 m. M/U TDS.
dTimEnd: 2014-03-16T16:30:00+01:00
dTimStart: 2014-03-16T16:15:00+01:00
md: 1190
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Broke circ. and increased flow in steps to 1000 l/min/ 40 bar. Circulated 1x liner volume.
dTimEnd: 2014-03-16T17:15:00+01:00
dTimStart: 2014-03-16T16:30:00+01:00
md: 1190
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner on 5 1/2" HWDP stands from 1190 to 1373 m. Filled string.
dTimEnd: 2014-03-16T17:45:00+01:00
dTimStart: 2014-03-16T17:15:00+01:00
md: 1373
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner on 5 1/2" DP landing string from 1373 m to 3040 m inside the 9 5/8" shoe. Filled pipe every 5 stand. Avg. tripping speed 335 m/hr.
dTimEnd: 2014-03-16T22:45:00+01:00
dTimStart: 2014-03-16T17:45:00+01:00
md: 3040
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Broke circulation with 100 l/min. Increased flow in steps to 850 l/min/ 55 - 60 bar. Circulated one annulus volume prior to entering open hole.
dTimEnd: 2014-03-17T00:00:00+01:00
dTimStart: 2014-03-16T22:45:00+01:00
md: 3040
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: