Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2016-09-11T00:00:00+02:00 to 2016-09-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-12T00:00:00+02:00
dTimDiaHoleStart: 2016-08-28T17:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: -999.99
mdCsgLast: 1404.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 200
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 15
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Washed BOP and function tested rams after cementing
- Drained riser
- N/D BOP
- Skidded to F-14
tightWell: 0
tvdCsgLast: 1340.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: B/O and L/O pump-in sub.
M/U double 5 1/2" DP to drill string.
dTimEnd: 2016-09-11T00:15:00+02:00
dTimStart: 2016-09-11T00:00:00+02:00
md: 300
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH restricted w/ EZSV RT on 5 1/2" DP from 300 m to 180 m. 2min/std.
dTimEnd: 2016-09-11T00:30:00+02:00
dTimStart: 2016-09-11T00:15:00+02:00
md: 180
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed pup with pre-loaded sponge ball.
M/U TDS.
Circulated 2 x B/U, 2500 lpm/ 13 bar at 50 rpm.
Discharged cement contaminated returns.
dTimEnd: 2016-09-11T01:00:00+02:00
dTimStart: 2016-09-11T00:30:00+02:00
md: 180
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH w/ EZSV RT on 5 1/2" DP from 180 m to 115 m.
dTimEnd: 2016-09-11T01:15:00+02:00
dTimStart: 2016-09-11T01:00:00+02:00
md: 120
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: P/U and M/U BOP wash tool and FOSV.
dTimEnd: 2016-09-11T01:45:00+02:00
dTimStart: 2016-09-11T01:15:00+02:00
md: 120
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Washed BOP by pumping SW at 1600 lpm, 80 rpm, 3 x passes.
dTimEnd: 2016-09-11T02:45:00+02:00
dTimStart: 2016-09-11T01:45:00+02:00
md: 120
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Functioned BOP rams and washed additional 3 passes
dTimEnd: 2016-09-11T03:00:00+02:00
dTimStart: 2016-09-11T02:45:00+02:00
md: 120
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Flowchecked well for 10min, static.
Meanwhile: B/O and L/D BOP washing tool.
dTimEnd: 2016-09-11T03:15:00+02:00
dTimStart: 2016-09-11T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH w/ EZSV RT on 5 1/2" DP from 120 m to surface.
dTimEnd: 2016-09-11T03:30:00+02:00
dTimStart: 2016-09-11T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: L/D EZSV RT.
dTimEnd: 2016-09-11T03:45:00+02:00
dTimStart: 2016-09-11T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Drained riser through B-annulus outlet on WH.
Meanwhile: Installed chains on TDS for pulling diverter. R/U fence around rotary.
dTimEnd: 2016-09-11T04:45:00+02:00
dTimStart: 2016-09-11T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for pulling diverter
dTimEnd: 2016-09-11T05:00:00+02:00
dTimStart: 2016-09-11T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attempted to pull diverter.
Adjusted tension cylinders while holding 3-4 ton overpull.
dTimEnd: 2016-09-11T07:00:00+02:00
dTimStart: 2016-09-11T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT with ongoing crew for pulling diverter.
dTimEnd: 2016-09-11T07:15:00+02:00
dTimStart: 2016-09-11T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled diverter and R/B same.
dTimEnd: 2016-09-11T08:15:00+02:00
dTimStart: 2016-09-11T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: N/D slipjoint and R/B same.
Meanwhile: Performed pre-skidding checks.
dTimEnd: 2016-09-11T09:00:00+02:00
dTimStart: 2016-09-11T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Load shifted weight from tension cylinders to BOP carrier.
N/D tension cylinders
Meanwhile: Continued with pre-skidding checks.
dTimEnd: 2016-09-11T10:00:00+02:00
dTimStart: 2016-09-11T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Diconnected BOP connector.
Lifted and skidded BOP off well center.
dTimEnd: 2016-09-11T10:45:00+02:00
dTimStart: 2016-09-11T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed scaffolding around HP riser.
dTimEnd: 2016-09-11T11:00:00+02:00
dTimStart: 2016-09-11T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U equipment to lift HP riser.
dTimEnd: 2016-09-11T11:15:00+02:00
dTimStart: 2016-09-11T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Disconnected NT2 connector on WH.
Removed WH hole covers.
Pulled HP riser from WH to drill floor. L/D riser.
dTimEnd: 2016-09-11T12:00:00+02:00
dTimStart: 2016-09-11T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed scaffolding in moonpool.
Meanwhile: Performed TBT for moving hatches in moonpool.


******** END OF REPORT ********
dTimEnd: 2016-09-11T12:45:00+02:00
dTimStart: 2016-09-11T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: