Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-10T00:00:00+01:00 to 2014-03-11T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-11T00:00:00+01:00
dTimDiaHoleStart: 2014-03-03T18:15:00+01:00
diaHole: 12.25
distDrill: 3
elevKelly: 54.9
fixedRig: false
forecast24Hr: Circulate and conditon mud. Perform FIT to 1,60 sg EMW.
Drill and steer 8 1/2" hole.
hpht: 0
md: 3059
mdCsgLast: 3047
mdDiaHoleStart: 2517
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 18
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: P/U and M/U 8 1/2" RSS BHA, RIH to 1045 m. Performed choke drill with both crews.
RIH with 8 1/2" BHA to 2914 m. Performed slip & cut.
RIH, tagged TOC at 3015 m. 
Drilled out shoe track and rathole, drilled 3m new formation to 3059 m.
tightWell: 0
tvd: 2874.4
tvdCsgLast: 2868.3
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-10T11:00:00+01:00
density: 1.28
locationSample: Reserve pit
md: 3056
mudClass: oil based
presBopRating: 345
pv: 31
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
dTim: 2014-03-10T23:30:00+01:00
density: 1.34
locationSample: Flowline
md: 3056
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8.5
Pore pressure:
dTim: 2014-03-11T00:00:00+01:00
equivalentMudWeight: 1.16
md: 3059
readingKind: estimated
Survey stations:
Activities:
comments: P/U and M/U 8 1/2" RSS BHA modules as per Baker DD instructions.
dTimEnd: 2014-03-10T01:15:00+01:00
dTimStart: 2014-03-10T00:00:00+01:00
md: 39
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Plugged into tools and verified same.
Meanwhile cleared rig floor from casing equipment.
dTimEnd: 2014-03-10T02:45:00+01:00
dTimStart: 2014-03-10T01:15:00+01:00
md: 39
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Made PA announcement and raised barriers. Installed RA sources.
dTimEnd: 2014-03-10T03:15:00+01:00
dTimStart: 2014-03-10T02:45:00+01:00
md: 39
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: P/U and M/U 5" HWDP and jar. RIH to 129 m. Installed totco ring.
dTimEnd: 2014-03-10T04:30:00+01:00
dTimStart: 2014-03-10T03:15:00+01:00
md: 129
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Installed PS21 slips. RIH w/ 8 1/2" RSS BHA on 5 1/2" DP from 129 m to 1045 m. Avg. tripping speed 610 m/hr.
dTimEnd: 2014-03-10T06:00:00+01:00
dTimStart: 2014-03-10T04:30:00+01:00
md: 1045
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Filled pipe and performed choke drill with both crews.
dTimEnd: 2014-03-10T07:15:00+01:00
dTimStart: 2014-03-10T06:00:00+01:00
md: 1045
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed shallow test on downhole tools as per Baker instructions.
dTimEnd: 2014-03-10T07:30:00+01:00
dTimStart: 2014-03-10T07:15:00+01:00
md: 1045
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH w/ 8 1/2" RSS BHA on 5 1/2" DP from 1045 m to 1946 m. Avg. tripping speed  724 m/hr.
dTimEnd: 2014-03-10T08:45:00+01:00
dTimStart: 2014-03-10T07:30:00+01:00
md: 1946
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: M/U TDS and filled pipe. Tested downhole tools as per Baker instructions.
dTimEnd: 2014-03-10T09:15:00+01:00
dTimStart: 2014-03-10T08:45:00+01:00
md: 1946
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH w/ 8 1/2" RSS BHA on 5 1/2" DP from 1946 m to 2914 m. Avg. tripping speed 775 m/hr.
dTimEnd: 2014-03-10T10:30:00+01:00
dTimStart: 2014-03-10T09:15:00+01:00
md: 2914
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: M/U TDS and filled pipe.
Meanwhile performed TBT for slip & cut.
dTimEnd: 2014-03-10T11:30:00+01:00
dTimStart: 2014-03-10T10:30:00+01:00
md: 2914
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pressure tested annular BOP to 20/150 bar for 5/10 min.
dTimEnd: 2014-03-10T11:45:00+01:00
dTimStart: 2014-03-10T11:30:00+01:00
md: 2914
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Rigged up, slipped and cut 48 m drill line. Cleaned and cleared rig floor.
dTimEnd: 2014-03-10T15:00:00+01:00
dTimStart: 2014-03-10T11:45:00+01:00
md: 2914
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Calibrated block height with rig and Baker sensors.
dTimEnd: 2014-03-10T15:45:00+01:00
dTimStart: 2014-03-10T15:00:00+01:00
md: 2914
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH on 5 1/2" DP from 2914 m to 2954 m. Took up/down weights.
dTimEnd: 2014-03-10T16:00:00+01:00
dTimStart: 2014-03-10T15:45:00+01:00
md: 2954
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Washed down from 2954 m to 3015 m w/ 500 l/min. Tagged TOC/LC at 3015 m.
dTimEnd: 2014-03-10T16:30:00+01:00
dTimStart: 2014-03-10T16:00:00+01:00
md: 3015
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Increased flow rate to  2400 l/min, 244 bar. Downlinked as per Baker instructions. Commenced increasing MW to 1,34 sg.
dTimEnd: 2014-03-10T17:15:00+01:00
dTimStart: 2014-03-10T16:30:00+01:00
md: 3015
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Drilled plugs and LC from 3015 m to 3017 m. WOB 1 - 6 MT. 2400 l/min/ 244 bar. 80 rpm / 12 - 13 kNm.
dTimEnd: 2014-03-10T19:30:00+01:00
dTimStart: 2014-03-10T17:15:00+01:00
md: 3017
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled cement from 3017 m to 3046 m. WOB 0 - 9 MT. 2400 l/min/ 244 bar. 80 rpm / 10 - 14 kNm. Soft cement from 3018 - 3030 m. Firm cement from 3030 - 3046 m
dTimEnd: 2014-03-10T22:00:00+01:00
dTimStart: 2014-03-10T19:30:00+01:00
md: 3046
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled out shoe at 3047 m. Drilled and cleaned rat hole from 3047 m to 3056 m. WOB 0 - 10 MT. 2200 l/min/ 220 bar. 80 - 90 rpm / 10 - 18 kNm.
Wiped area every 1,5 m.
dTimEnd: 2014-03-10T23:30:00+01:00
dTimStart: 2014-03-10T22:00:00+01:00
md: 3059
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled 3 m new formation to 3059 m.
dTimEnd: 2014-03-11T00:00:00+01:00
dTimStart: 2014-03-10T23:30:00+01:00
md: 3059
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: