Daily Drilling Report
Well: NO 15/9-F-1
Report period: 2013-08-21T00:00:00+02:00 to 2013-08-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-28T00:00:00+01:00
dateDrillComplete: 2013-08-20
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-08-22T00:00:00+02:00
dTimDiaHoleStart: 2013-08-20T08:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: M/U 8 1/2" drilling BHA and RIH
Drill cement and K/O well to F-1A
hpht: 0
md: 2545
mdCsgLast: 2595.4
mdDiaHoleStart: 3632
mdPlanned: -999.99
mdPlugTop: 2545
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 36
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Set cement plug #2 from 3350 to 3070 m.
Set cement plug #3 from 3070 to 2790 m.
Set cement plug #4 from 2790 to 2545 m.
POOH with cement string and L/D 3 1/2" cement stinger
tightWell: 0
tvdCsgLast: 2446.8
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-08-21T01:30:00+02:00
density: 1.32
locationSample: Active pit
md: 3632
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
dTim: 2013-08-21T14:00:00+02:00
density: 1.32
locationSample: Flowline
md: 3632
mudClass: oil based
presBopRating: 345
pv: 40
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11
Pore pressure:
Survey stations:
Activities:
comments: Circulated out excess cement, 2450 lpm, 200 bar, 80 rpm, 12 kNm. Performed TBT for setting cement plug #2
dTimEnd: 2013-08-21T00:45:00+02:00
dTimStart: 2013-08-21T00:00:00+02:00
md: 3350
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: M/U cement assy and installed cement hose. Tested line to 200 bar for 5 min
dTimEnd: 2013-08-21T01:15:00+02:00
dTimStart: 2013-08-21T00:45:00+02:00
md: 3350
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Balanced cement plug #2 (3350 m - 3074 m ): Pumped 11,8 m3 of 1,60 SG spacer, 800 l/min/ 29 bar. Mixed and pumped 13,3 m3 of 1,90 SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 890 l of drill water. Zeroed volume counters. Pumped 5,2 m3 of 1,60 SG spacer. Displaced the cement with 28 m3 (1290 strokes) of mud, 2450 l/min/ 114 - 170 bar at 30 RPM.
dTimEnd: 2013-08-21T03:00:00+02:00
dTimStart: 2013-08-21T01:15:00+02:00
md: 3350
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Broke off cement hose, layed out cement assy. Pulled out of cement to 3070 m. Restricted pulling speed to 3 min/stand
dTimEnd: 2013-08-21T03:45:00+02:00
dTimStart: 2013-08-21T03:00:00+02:00
md: 3070
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Circulated out excess cement, 2450 l/min/ 188 bar at 80 rpm, 12 kNm.
dTimEnd: 2013-08-21T06:00:00+02:00
dTimStart: 2013-08-21T03:45:00+02:00
md: 3070
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Circulated and conditioned mud prior to setting cement plug #3 and mixed new spacer.
dTimEnd: 2013-08-21T09:00:00+02:00
dTimStart: 2013-08-21T06:00:00+02:00
md: 3070
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Rigged up cement assy, installed cement hose and positioned string at 3070 m
dTimEnd: 2013-08-21T09:30:00+02:00
dTimStart: 2013-08-21T09:00:00+02:00
md: 3070
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Balanced cement plug #3 (3070 m - 2795 m ): Pumped 11,8 m3 of 1,60 SG spacer, 600 l/min/ 10 - 25 bar. Mixed and pumped 13,3 m3 of 1,90 SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 890 l of drill water. Zeroed volume counters. Pumped 5,2 m3 of 1,60 SG spacer. Displaced the cement with 25,1 m3 (1156 strokes) of mud, 2500 l/min/ 100 - 155 bar at 25 RPM.
dTimEnd: 2013-08-21T10:45:00+02:00
dTimStart: 2013-08-21T09:30:00+02:00
md: 3070
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Layed out cement assy.
dTimEnd: 2013-08-21T11:00:00+02:00
dTimStart: 2013-08-21T10:45:00+02:00
md: 3070
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pulled out of cement to 2790 m MD. Restricted pulling speed to 2 - 3 min/stand
dTimEnd: 2013-08-21T11:30:00+02:00
dTimStart: 2013-08-21T11:00:00+02:00
md: 2790
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Circulated out excessive spacer and cement at 2790 m, 2500 lpm, 172 bar, 80 rpm.
dTimEnd: 2013-08-21T14:00:00+02:00
dTimStart: 2013-08-21T11:30:00+02:00
md: 2790
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Made up cement assy, installed cement hose, positioned string at 2790 m. Confirmed line-up.
dTimEnd: 2013-08-21T14:15:00+02:00
dTimStart: 2013-08-21T14:00:00+02:00
md: 2790
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Cement/KO plug #4 (2790 m - 2545 m ): Pumped 11,8 m3 of 1,60 SG spacer, 800 l/min/ 10 - 25 bar. Mixed and pumped 13,4 m3 of 2,00 SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 890 l of drill water. Zeroed volume counters. Pumped 1,3 m3 spacer. Displaced the cement with 26,8 m3 (1234 strokes) of mud, 2500 l/min/ 140 - 170 bar at 25 RPM.
dTimEnd: 2013-08-21T15:45:00+02:00
dTimStart: 2013-08-21T14:15:00+02:00
md: 2790
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pulled out of cement to 2590 m. Restricted pulling speed to 2 - 3 min/stand.
dTimEnd: 2013-08-21T16:15:00+02:00
dTimStart: 2013-08-21T15:45:00+02:00
md: 2590
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Installed sponge balls, circulated out excessive cement and hole clean, 2500 lpm, 170 - 180 bar at 60 - 120 rpm. Reciprocated string.
dTimEnd: 2013-08-21T18:45:00+02:00
dTimStart: 2013-08-21T16:15:00+02:00
md: 2590
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min. Well static.
dTimEnd: 2013-08-21T19:00:00+02:00
dTimStart: 2013-08-21T18:45:00+02:00
md: 2590
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pumped slug
dTimEnd: 2013-08-21T19:15:00+02:00
dTimStart: 2013-08-21T19:00:00+02:00
md: 2590
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH w/ 3 1/2" cement stinger on 5 1/2"  DP from 2590 m to 2180 m . Avg. tripping speed 820 m/hr.
dTimEnd: 2013-08-21T19:45:00+02:00
dTimStart: 2013-08-21T19:15:00+02:00
md: 2180
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Carriage travel fault on iron roughneck, identified faulty cable, rectified and secured same
dTimEnd: 2013-08-21T20:15:00+02:00
dTimStart: 2013-08-21T19:45:00+02:00
md: 2180
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: POOH w 5 1/2" DP from 2180 m to 326 m . Avg. tripping speed 927 m/hr.
dTimEnd: 2013-08-21T22:15:00+02:00
dTimStart: 2013-08-21T20:15:00+02:00
md: 326
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min. Well static. Meanwhile changed handling equipment from 5 1/2" to 3 1/2".
dTimEnd: 2013-08-21T22:30:00+02:00
dTimStart: 2013-08-21T22:15:00+02:00
md: 326
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: L/D  34 joints of 3 1/2  DP, 26 jnts/hr.
dTimEnd: 2013-08-22T00:00:00+02:00
dTimStart: 2013-08-21T22:30:00+02:00
md: 100
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
Lithology and shows: