Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-18T00:00:00+01:00 to 2009-02-19T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-19T00:00:00+01:00
dTimDiaHoleStart: 2009-02-18T23:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 31
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: None
tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued allowed thermal expansion. Bled down to 10bars 4 times. Final inflow test 30min/10.41 up to 12.18 bars, last 10min/0.48bar. Total volume bled off - 750liters.

Simultaneously prepared pits and fluids for wash train.

dTimEnd: 2009-02-18T01:00:00+01:00
dTimStart: 2009-02-18T00:00:00+01:00
md: 3191
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pressured up DP to app. 164 bar to equalized pressure across the Well Commissioner with the cement unit- 475liters.

dTimEnd: 2009-02-18T01:15:00+01:00
dTimStart: 2009-02-18T01:00:00+01:00
md: 3191
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up and unset the well commissioner 157 MT. Allowed elements to relax. Isolated down to cement unit, bled off pressure on cmt line. Picked up to 3181.5m with, with 15rpm, up weight 146 MT, neutral weight 141 MT. Polish mill 2 m above top of liner.

dTimEnd: 2009-02-18T01:30:00+01:00
dTimStart: 2009-02-18T01:15:00+01:00
md: 3180
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued preparing pits and fluids for wash train.

dTimEnd: 2009-02-18T03:00:00+01:00
dTimStart: 2009-02-18T01:30:00+01:00
md: 3180
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held tool box prior to commence well clean out, with all involved personnel.
dTimEnd: 2009-02-18T03:30:00+01:00
dTimStart: 2009-02-18T03:00:00+01:00
md: 3180
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued to prepare pits and fluids. Lined up and prepared for displacement.

Meanwhile continued injecting slop, and clean cantilever & shaker area.
dTimEnd: 2009-02-18T04:45:00+01:00
dTimStart: 2009-02-18T03:30:00+01:00
md: 3180
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Started displacement of washing train. Reciprocating the sting, 40 rpm, 2000 lpm and 130bars. 10 m3 Dope Cleaner pill - 0.87 SG and 30 m³ Hi-vis push pill - 1.34 SG. Unable to continue rotation due to high torque, 20 kNm.
Increased flow rate to 2500 lpm, 80 bars and started to pump batch of 15 m³ Hi-vis Soap pill - 1.02 SG.

dTimEnd: 2009-02-18T06:00:00+01:00
dTimStart: 2009-02-18T04:45:00+01:00
md: 3180
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued to pump and displace cleaning pills out of well pumping seawater at 3000 lpm, 216 bars.
Last NTU reading 505.

dTimEnd: 2009-02-18T09:30:00+01:00
dTimStart: 2009-02-18T06:00:00+01:00
md: 3180
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held tool box talk and flushed cmt line, confirmed line up. Pressure tested well to 345 bar, Pup off vent on Mud pump liner, isolated liner and re-test to 345bars.Vetco observing B- annulus for press build up, pumped 1920l bled back same.
dTimEnd: 2009-02-18T11:45:00+01:00
dTimStart: 2009-02-18T09:30:00+01:00
md: 3180
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Flow checked well - well static.

dTimEnd: 2009-02-18T12:15:00+01:00
dTimStart: 2009-02-18T11:45:00+01:00
md: 3180
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with clean out assy. from 3180m to 1426m. Pulling speed 540m/hour. Reduced tripping speed untill bit out of liner. 

dTimEnd: 2009-02-18T15:30:00+01:00
dTimStart: 2009-02-18T12:15:00+01:00
md: 1426
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Laid out one single 5½'' DP, assy #5 from 1426m to 1413m.

dTimEnd: 2009-02-18T16:45:00+01:00
dTimStart: 2009-02-18T15:30:00+01:00
md: 1413
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed to 5'' handling equipment, pick up one 5'' single.

dTimEnd: 2009-02-18T17:00:00+01:00
dTimStart: 2009-02-18T16:45:00+01:00
md: 1401
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued POOH with clean out assy's on 5" DP, from 1401m to 395m. Pulling speed 1006 m/hour.

dTimEnd: 2009-02-18T18:00:00+01:00
dTimStart: 2009-02-18T17:00:00+01:00
md: 395
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Laid out #3 and #4 clean out assy's.

dTimEnd: 2009-02-18T19:00:00+01:00
dTimStart: 2009-02-18T18:00:00+01:00
md: 371
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed to 3½'' handling equipment. Held tool box talk and POOH with 3½" DP from 395m to 43m, in single on cantilever. Pulling speed 108m/hour.

dTimEnd: 2009-02-18T22:15:00+01:00
dTimStart: 2009-02-18T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed out handling equipment.

dTimEnd: 2009-02-18T22:30:00+01:00
dTimStart: 2009-02-18T22:15:00+01:00
md: 43
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued laying out 3½" DP from 43m -14m, in single on cantilever. 

dTimEnd: 2009-02-18T22:45:00+01:00
dTimStart: 2009-02-18T22:30:00+01:00
md: 14
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Laid out  #1 and #2 clean out assy's.

dTimEnd: 2009-02-18T23:15:00+01:00
dTimStart: 2009-02-18T22:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to wash and clean BOP for leak testing same.

dTimEnd: 2009-02-18T23:30:00+01:00
dTimStart: 2009-02-18T23:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Started to pick/make up well protector, BOP clean out assembly and wear bushing running tool.

dTimEnd: 2009-02-19T00:00:00+01:00
dTimStart: 2009-02-18T23:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: