Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2009-03-09T00:00:00+01:00 to 2009-03-10T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 2
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-03-10T00:00:00+01:00
dTimDiaHoleStart: 2009-03-06T18:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Perform PLT logging according to program.
hpht: 0
md: 3750
mdCsgLast: 3695
mdPlanned: -999.99
mdPlugTop: 3654
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 4
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Equalised across DHSV and SV. RIH on WL to 2543 m MD. Correlated depth. Performed PLT calibration. Took stationary PLT readings as per program from 3333 m to 2950 m MD. Beaned up well to 1500 Sm3/d. Production shut down. Waited on production. Beaned up well to 1600 Sm3/d. Took stationary PLT readings as per program from 3333 m to 2950 m MD.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2009-03-09T23:59:00+01:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Closed SV. Pressure tested XMT flowcross (PVW/HMV/SV) to 30/200 bar 5/10 min - ok. Bled off pressure to closed drain and closed KWV.
dTimEnd: 2009-03-09T00:30:00+01:00
dTimStart: 2009-03-09T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held toolbox talk for rigging up WL.
dTimEnd: 2009-03-09T00:45:00+01:00
dTimStart: 2009-03-09T00:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Lifted up WL lubricator and upper sheave. Rigged up lower sheave. Connected cable head to WL tractor and pulled same into lubricator. Built PLT toolstring using tugger. Stabbed PLT toolstring into WL riser and connected to WL tractor.
dTimEnd: 2009-03-09T02:45:00+01:00
dTimStart: 2009-03-09T00:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Performed electrical checks of PLT and WL tractor according to Schlumberger/Welltech procedures.
dTimEnd: 2009-03-09T03:30:00+01:00
dTimStart: 2009-03-09T02:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Made up quick union between WL riser and lubricator. Lined up to pump from cement unit. Filled lubricator with MEG. Pressure tested WL rig up to 30/200 bar 5/10 min - ok. Bled off pressure to cement unit and inflow tested check valve in bleed off line to 200 bar differential - ok. Meanwhile held wellcontrol drill/brief and toolbox talk prior to RIH. Bled off pressure to 20 bar to closed drain. Closed KWV. Opened HMV, pressure above DHSV 0,5 bar. Opened KVW.
dTimEnd: 2009-03-09T05:15:00+01:00
dTimStart: 2009-03-09T03:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Pumped MEG to equalize across DHSV. Pumprate 130 l/min.
dTimEnd: 2009-03-09T06:00:00+01:00
dTimStart: 2009-03-09T05:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Pumped MEG to equalize DSHV. Pumprate 130 lpm. Got pressure build up and pressure levelled out at 103,9 bar. Total volume pumped 6,3 m3. Equalised across SV with Seawell pump and opened same. Closed KWV and bled down pressure on line to closed drain.
dTimEnd: 2009-03-09T06:30:00+01:00
dTimStart: 2009-03-09T06:00:00+01:00
md: 22
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RIH with PLT/tractor toolstring on 7/16" EWL from 22 m to 500 m MD. Ran carfully through DHSV at 492 m MD.
dTimEnd: 2009-03-09T07:00:00+01:00
dTimStart: 2009-03-09T06:30:00+01:00
md: 500
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed toolbox talk/handover meeting. Conducted well control drill.
dTimEnd: 2009-03-09T08:00:00+01:00
dTimStart: 2009-03-09T07:00:00+01:00
md: 500
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH with PLT/tractor toolstring on 7/16" EWL from 500 m to 2543 m MD.
dTimEnd: 2009-03-09T09:00:00+01:00
dTimStart: 2009-03-09T08:00:00+01:00
md: 2543
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH with PLT/tractor toolstring on 7/16" EWL from 2543 m to 2982 m MD. Correlated depth against reference log.
dTimEnd: 2009-03-09T09:30:00+01:00
dTimStart: 2009-03-09T09:00:00+01:00
md: 2982
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed PLT calibration passes from 2840 m to 2900 m MD.
dTimEnd: 2009-03-09T10:00:00+01:00
dTimStart: 2009-03-09T09:30:00+01:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH with PLT/tractor toolstring on 7/16" EWL from 2900 m to 3092 m MD. Not able to progress further with out tractor.
dTimEnd: 2009-03-09T10:15:00+01:00
dTimStart: 2009-03-09T10:00:00+01:00
md: 3092
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Powered up tractor and RIH with PLT/tractor toolstring on 7/16" EWL from 3092 m to 3395 m MD.
dTimEnd: 2009-03-09T11:00:00+01:00
dTimStart: 2009-03-09T10:15:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH with PLT/tractor toolstring on 7/16" EWL from 3395 m to 2950 m MD.

Took stationary PLT readings at :
3333 m MD
3304 m MD
3173 m MD
3040 m MD
2950 m MD

No x-flow recorded.
dTimEnd: 2009-03-09T12:00:00+01:00
dTimStart: 2009-03-09T11:00:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3057 m MD and powerd up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3057 m to 3395 m MD.
dTimEnd: 2009-03-09T12:45:00+01:00
dTimStart: 2009-03-09T12:00:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made upwards logging pass from 3395 m to 2950 m MD at 10 m/min.
dTimEnd: 2009-03-09T13:30:00+01:00
dTimStart: 2009-03-09T12:45:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3006 m MD and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3006 m to 3395 m MD.
dTimEnd: 2009-03-09T14:15:00+01:00
dTimStart: 2009-03-09T13:30:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made upwards logging pass from 3395 m to 2950 m MD at 20 m/min.
dTimEnd: 2009-03-09T14:30:00+01:00
dTimStart: 2009-03-09T14:15:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3005 m MD and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3005 m to 3395 m MD.
dTimEnd: 2009-03-09T15:15:00+01:00
dTimStart: 2009-03-09T14:30:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made upwards logging pass from 3395 m to 2950 m MD at 30 m/min.
dTimEnd: 2009-03-09T15:30:00+01:00
dTimStart: 2009-03-09T15:15:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3016 m MD and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3016 m to 3395 m MD.
dTimEnd: 2009-03-09T16:15:00+01:00
dTimStart: 2009-03-09T15:30:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made upwards logging pass from 3395 m to 2950 m MD at 30 m/min. Picked up to 2900 m MD. WL stand-by for flowing well. Equalised across and opened PVW.
dTimEnd: 2009-03-09T17:00:00+01:00
dTimStart: 2009-03-09T16:15:00+01:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Beaned up well in increments to 1500 Sm3/d. Got production shut down due to high level on separator.
dTimEnd: 2009-03-09T18:30:00+01:00
dTimStart: 2009-03-09T17:00:00+01:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Waited on production department to start up production. Production on F-14 commenced at 23:15.
dTimEnd: 2009-03-10T00:00:00+01:00
dTimStart: 2009-03-09T18:30:00+01:00
md: 2900
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
Lithology and shows: