Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-22T00:00:00+01:00 to 2014-03-23T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-23T00:00:00+01:00
dTimDiaHoleStart: 2014-03-22T11:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Wait on Weather.
Disconnect and pull HPDR.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 30
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: POOH with BOP cleaning assy.
P/U and RIH with safelock assy. Sat Safelock with mid element at 641 m. Tested same from below to 345 bar for 10 min. POOH with RT.
Tested Safelock from above to 345 bar for 10 min against closed shear ram.
RIH and jetted WH area and pulled WB. POOH with WB. RIH and installed Lockdown sub. POOH with setting assy.
Rigged up for lifting Diverter, drained Diverter and Slipjoint. Lifted same and sat aside.
Drained BOP and nippled same down.
Installed Claxton tool and transferred weight to block. 
Rigged down Tensioning system.
Waited on Weather for disconnecting HPDR.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-22T21:00:00+01:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: POOH with BOP cleaning assy on 5 1/2" DP from 188 to 73 m.
dTimEnd: 2014-03-22T00:15:00+01:00
dTimStart: 2014-03-22T00:00:00+01:00
md: 73
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled cleaning BHA and inspected same.
L/D to deck.
No debris on magnets and in Well Protector observed.
Cleaned and cleared rigfloor.
dTimEnd: 2014-03-22T01:00:00+01:00
dTimStart: 2014-03-22T00:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: P/U Safelock assy from deck. Removed protection and clamp.
dTimEnd: 2014-03-22T01:15:00+01:00
dTimStart: 2014-03-22T01:00:00+01:00
md: 10
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: RIH with Safelock assy on 5 stands of HWDP from 7 to 210 m.
dTimEnd: 2014-03-22T01:30:00+01:00
dTimStart: 2014-03-22T01:15:00+01:00
md: 210
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: RIH with Safelock assy on 5 1/2" DP from 210 to 640m.
Restricted speed: 1 min/stand.
dTimEnd: 2014-03-22T02:00:00+01:00
dTimStart: 2014-03-22T01:30:00+01:00
md: 640
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Recorded up down weights: 97/95 T.
Washed setting area with 1100 LPM/2 bar for 10 min while reciprocating string between 640 and 644 m.
dTimEnd: 2014-03-22T02:30:00+01:00
dTimStart: 2014-03-22T02:00:00+01:00
md: 640
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Sat plug with mid element at 641,2 m according to procedures.
Function tested ball valve.
dTimEnd: 2014-03-22T03:00:00+01:00
dTimStart: 2014-03-22T02:30:00+01:00
md: 642.5
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pressure tested plug from below to 345 bar for 10 min.
Volume pumped/bled off from 10 bar: 1800/1700 ltr.
dTimEnd: 2014-03-22T03:45:00+01:00
dTimStart: 2014-03-22T03:00:00+01:00
md: 642.5
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Closed ball valve according to procedure.
Released RT.
Pulled above Safelock plug.
dTimEnd: 2014-03-22T04:00:00+01:00
dTimStart: 2014-03-22T03:45:00+01:00
md: 638
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pumped 5 m3 HiVis pill above Safelock plug.
Spotted same with 1,03 SG Packer Fluid with 2000 LPM/10 bar and 60 RPM/4 kNm.
dTimEnd: 2014-03-22T04:15:00+01:00
dTimStart: 2014-03-22T04:00:00+01:00
md: 638
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: POOH with Safelock RT on 5 1/2" DP from 638 to 210 m.
dTimEnd: 2014-03-22T04:45:00+01:00
dTimStart: 2014-03-22T04:15:00+01:00
md: 210
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: POOH with Safelock RT on 5 1/2" HWDP from 210 to surface.
dTimEnd: 2014-03-22T05:00:00+01:00
dTimStart: 2014-03-22T04:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Closed shear ram. Pressure tested well above Safelock plug to 345 bar for 10 min.
Volume pumped/bled off from 10 bar: 835/835 ltr.
Meanwhile inspected and L/D Safelock RT.
Opened Shear ram.
dTimEnd: 2014-03-22T05:30:00+01:00
dTimStart: 2014-03-22T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: M/U Jetsub, 1 stand of 5 1/2" HWDP and WB RT
dTimEnd: 2014-03-22T05:45:00+01:00
dTimStart: 2014-03-22T05:30:00+01:00
md: 53
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with Jetsub/WB RT from 53 to 138 m.
dTimEnd: 2014-03-22T06:00:00+01:00
dTimStart: 2014-03-22T05:45:00+01:00
md: 138
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Jetted WH area with 1500 LPM/5 bar.
dTimEnd: 2014-03-22T06:15:00+01:00
dTimStart: 2014-03-22T06:00:00+01:00
md: 138
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with Jetsub/WB RT from 138 to 185 m.
Landed out in profile with 7 T down and pulled WB with 40 T overpull.
dTimEnd: 2014-03-22T06:30:00+01:00
dTimStart: 2014-03-22T06:15:00+01:00
md: 185
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with Jetsub/WB from 185 to 138 m.
dTimEnd: 2014-03-22T06:45:00+01:00
dTimStart: 2014-03-22T06:30:00+01:00
md: 138
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Jetted WH area with 1500 LPM/6 bar.
dTimEnd: 2014-03-22T07:00:00+01:00
dTimStart: 2014-03-22T06:45:00+01:00
md: 138
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with Jetsub/WB from 138 m to surface.
dTimEnd: 2014-03-22T07:30:00+01:00
dTimStart: 2014-03-22T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: L/O Wearbushing.
Redressed WB RT.
dTimEnd: 2014-03-22T08:15:00+01:00
dTimStart: 2014-03-22T07:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held TBT.
dTimEnd: 2014-03-22T08:30:00+01:00
dTimStart: 2014-03-22T08:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U and RIH PADRT with Lockdown sub to 139 m.
dTimEnd: 2014-03-22T09:00:00+01:00
dTimStart: 2014-03-22T08:30:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed Lockdown sub with 4 172 CW turns and 7 T down.
dTimEnd: 2014-03-22T09:15:00+01:00
dTimStart: 2014-03-22T09:00:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Increased pressure in 35 bars steps to 207 bar for setting and locking Lockdown sub. Kept pressure for 10 min.
dTimEnd: 2014-03-22T10:15:00+01:00
dTimStart: 2014-03-22T09:15:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Verified Lockdown sat by applying 30 T overpull.
dTimEnd: 2014-03-22T10:30:00+01:00
dTimStart: 2014-03-22T10:15:00+01:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with PADRT from 139 m to surface.
Cleaned and cleared rig floor.
dTimEnd: 2014-03-22T11:15:00+01:00
dTimStart: 2014-03-22T10:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held TBT prior to nippling down BOP.
dTimEnd: 2014-03-22T11:30:00+01:00
dTimStart: 2014-03-22T11:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up Diverter chains and bridle. Removed Master bushing.
Pumped out water from Diverter and Overshot.
Bled down Overshot and removed control hose.
dTimEnd: 2014-03-22T12:45:00+01:00
dTimStart: 2014-03-22T11:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed Diverter and Slipjoint and sat back same.
Production shut-down at 13:00 hrs.
dTimEnd: 2014-03-22T13:30:00+01:00
dTimStart: 2014-03-22T12:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed BOP Tensioners. Pumped out water from BOP.
Disconnected NT2 and sat back BOP.
Manwhile rigged down Diverter chains.
Installed elevator and P/U Claxton XO and single of DP.
dTimEnd: 2014-03-22T16:00:00+01:00
dTimStart: 2014-03-22T13:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held TBT.
Removed Master bushing. Lowered and stabbed Claxton tool to Riser. Transferred 127 T weight to Block.
dTimEnd: 2014-03-22T17:00:00+01:00
dTimStart: 2014-03-22T16:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed horizontal Tensioners and Moonpool scaffolding.
dTimEnd: 2014-03-22T17:30:00+01:00
dTimStart: 2014-03-22T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held TBT.
Removed split hatches and commenced lowering tension on Cylinders and transferring load to Block.
Notified Production to start up wells at 18:07 hrs.
Meanwhile serviced TDS and changed encoder on Drawwork.
dTimEnd: 2014-03-22T19:00:00+01:00
dTimStart: 2014-03-22T17:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged down Tension ring assembly.
dTimEnd: 2014-03-22T21:00:00+01:00
dTimStart: 2014-03-22T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited on Weather window (12 hrs) for disconnecting and pulling HPDR.
Meanwhile performed maintenance and started to change out wire on aft PRS.
dTimEnd: 2014-03-23T00:00:00+01:00
dTimStart: 2014-03-22T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: