Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-22T00:00:00+01:00 to 2008-01-23T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-23T00:00:00+01:00
dTimDiaHoleStart: 2008-01-16T05:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run perforation guns from 1311 m to 3303 m MD. Correlate guns with PBR no-go. Set MAXR gun hanger. POOH with gun hanger setting tool. Pull bowl protector and wash surface wellhead and BOP. Prepare for running completion string.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 120
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Ran TCP perforation guns to 173 m MD. POOH with TCP guns. Pressure tested 10 3/4" x 14" annulus and wellhead to 220 bar / 10 min. Ran TCP perforation guns to 1311 m MD. 
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-22T00:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-23T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Re-tested B-annulus through punched holes in 9 5/8" x 10 3/4" tieback string to 220 bar / 10 min using packer fluid from cement unit. Observed 2.2 bar drop in 10 min. Pumped 2087 ltrs and bled back 1980 ltrs. 

Both manual valves on wellhead B-annulus had been tested to 220 bar/10 min during line tests.
dTimEnd: 2008-01-22T01:00:00+01:00
dTimStart: 2008-01-22T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: RU for running TCP guns. Prepared firing heads and loaded batteries.
dTimEnd: 2008-01-22T03:15:00+01:00
dTimStart: 2008-01-22T01:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Held tool box meeting for RU and RIH with TCP guns.

Meanwhile closed shear rams due to slow increase in trip tank of 150 ltrs/hr.
dTimEnd: 2008-01-22T03:45:00+01:00
dTimStart: 2008-01-22T03:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Investigated increase in trip tank. No pressure build up recorded. Observed well on trip tank. No gain observed.
dTimEnd: 2008-01-22T05:15:00+01:00
dTimStart: 2008-01-22T03:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: MU TCP guns and lowered each section into hole by BX elevators from surface to 54 m MD.
dTimEnd: 2008-01-22T06:00:00+01:00
dTimStart: 2008-01-22T05:15:00+01:00
md: 27
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: MU 4 1/2" TCP guns and lowered each section into hole by BX elevators from surface to 173 m MD.
dTimEnd: 2008-01-22T10:00:00+01:00
dTimStart: 2008-01-22T06:00:00+01:00
md: 173
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: POOH and LO 4 1/2" gun assembly from 173 to 48 m. Held last 9 joints standby in TDS.
dTimEnd: 2008-01-22T12:45:00+01:00
dTimStart: 2008-01-22T10:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Held tool box talk. Greased up valves and pressure tested kill manifold to 345 bar/10 min.
dTimEnd: 2008-01-22T15:00:00+01:00
dTimStart: 2008-01-22T12:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Performed two line tests to 345 bar/10 min. Tested B-annulus through punched holes in 9 5/8" x 10 3/4" tieback string against outer manual valve on B-annulus to 220 bar / 10 min using packer fluid from cement unit. Observed 0 bar drop in 10 min. Pumped 2193 ltrs and bled back 2200 ltrs. 

dTimEnd: 2008-01-22T16:15:00+01:00
dTimStart: 2008-01-22T15:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Closed K-3 valve on on kill manifold and bleed off pressure down to cmt unit. Lined up cmt unit to B-annulus through hose from moonpool. Closed inner manual valve on B-annulus and equalized and opened outer valve. Bled off pressure on cmt unit down to 10 bar. Inflow tested inner manual valve on wellhead B-annulus to 220 bar/10 min. Bled off all pressures.
dTimEnd: 2008-01-22T16:45:00+01:00
dTimStart: 2008-01-22T16:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: MU 4 1/2" TCP guns and lowered each section into hole by BX elevators from surface to 173 m MD. MU orient exact weight spacers from 173 m to 195 m MD. MU eFire firing head assembly and ProFire firing head assembly. MU MAXR assembly onto the HPA fill-sub assembly and RIH with TCP guns on 3 1/2" DP from 217 to 285,5 m MD. MU PBR no-go locator sub.
dTimEnd: 2008-01-23T00:00:00+01:00
dTimStart: 2008-01-22T16:45:00+01:00
md: 292
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: