Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2007-11-05T00:00:00+01:00 to 2007-11-06T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-11-06T00:00:00+01:00
dTimDiaHoleStart: 2007-11-05T11:00:00+01:00
distDrill: -999.99
elevKelly: 0
fixedRig: false
forecast24Hr: WOW. MU CART stand. MU and RIH with 36" hole opner BHA. Drill 36" hole to 202 m MD using SW and hi-vis pills. 
hpht: 0
md: 0
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 1
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Skidded rig to F-14. Continued changing wires on aft PRS and attempted to change DCI hose, but operation postponed due to weather. Removed hatches and built scaffolding around hatches on all levels. Waited on weather for cranes to pick up CART and BHA.
tightWell: 0
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-11-05T21:00:00+01:00
density: 1.4
locationSample: Reserve pit
md: -999.99
mudClass: oil based
presBopRating: 0
pv: 30
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10.5
dTim: 2007-11-05T21:01:00+01:00
density: 1.05
locationSample: Reserve pit
md: -999.99
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 111
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Held tool box meeting with involved personnel. Prepared equipment for skidding. Skidded rig from F-4 to F-14. Removed hatch on F-14.
dTimEnd: 2007-11-05T13:00:00+01:00
dTimStart: 2007-11-05T11:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Continued changing wires on aft PRS.  Meanwhile rigged tugger in moonpool for running DCI hose. Worked on releasing DCI hose connection. Came free at 19:00. Changed oil in TDS and cleaned pits. Stopped working on aft PRS due to high wind speed.
dTimEnd: 2007-11-05T19:00:00+01:00
dTimStart: 2007-11-05T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Removed hatches and built scaffolding/fence around open hatches on all levels on slot F-14. Recovered tugger for DCI hose.
dTimEnd: 2007-11-05T22:00:00+01:00
dTimStart: 2007-11-05T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: LD 8 1/4" DC stand and jar.
dTimEnd: 2007-11-06T00:00:00+01:00
dTimStart: 2007-11-05T22:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
Lithology and shows: