Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2014-01-01T00:00:00+01:00 to 2014-01-02T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-02T00:00:00+01:00
dTimDiaHoleStart: 2013-12-30T04:45:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue running 7" tubing to 2668 m.
P/U DHSV and terminate same. 
Continue running tubing and perform dummy run. 
Pull out and space out. P/U TH and terminate on same.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 48
ropCurrent: -999.99
sum24Hr: RIH with 7" tubing from 107 m to 1445 m. Clamping control line on each joint. L/D total of 3 joints.
tightWell: 0
tvd: 3212.3
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: RIH with 7"  29# ppf 13%CrS-110 VamTop tubing from 107 m to 237 m. Average 5,5 joints/hr.
dTimEnd: 2014-01-01T02:00:00+01:00
dTimStart: 2014-01-01T00:00:00+01:00
md: 237
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U Schlumberger DHPG assembly. Terminated cable and pressure tested gauge.
dTimEnd: 2014-01-01T05:00:00+01:00
dTimStart: 2014-01-01T02:00:00+01:00
md: 250
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" 29 ppf 13%CrS-110 VamTop tubing from 250 to 296 m. M/U cable clamp on every connection.
dTimEnd: 2014-01-01T06:00:00+01:00
dTimStart: 2014-01-01T05:00:00+01:00
md: 296
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Continued RIH with 7" 29 ppf 13%CrS-110 VamTop tubing from 296 to 1198 m. M/U cable clamp on every connection.
Difficulties to install clamps due to squared cable and changing dies on power tong on regular intervals.
Average 5,9 joints/hr.
dTimEnd: 2014-01-01T19:00:00+01:00
dTimStart: 2014-01-01T06:00:00+01:00
md: 1198
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Continued RIH with 7" 29 ppf 13%CrS-110 VamTop tubing from 1198 to 1235 m. M/U cable clamp on every connection.
Difficulties to install clamps due to squared cable and changing dies on power tong on regular intervals.
dTimEnd: 2014-01-01T19:30:00+01:00
dTimStart: 2014-01-01T19:00:00+01:00
md: 1235
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Changed jaws on casing tong and L/D joint #175.
dTimEnd: 2014-01-01T20:00:00+01:00
dTimStart: 2014-01-01T19:30:00+01:00
md: 1235
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Continued RIH with 7" 29 ppf 13%CrS-110 VamTop tubing from 1235 to 1316 m. M/U cable clamp on every connection.
Difficulties to install clamps due to squared cable and changing dies on power tong on regular intervals.
dTimEnd: 2014-01-01T21:00:00+01:00
dTimStart: 2014-01-01T20:00:00+01:00
md: 1316
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Changed jaws on casing tong and L/D joint #167 and 168.
dTimEnd: 2014-01-01T21:45:00+01:00
dTimStart: 2014-01-01T21:00:00+01:00
md: 1316
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Continued RIH with 7" 29 ppf 13%CrS-110 VamTop tubing from 1316 to 1445 m. M/U cable clamp on every connection.
Difficulties to install clamps due to squared cable and changing dies on power tong on regular intervals.
Average speed: 5,3 joints/hr
dTimEnd: 2014-01-02T00:00:00+01:00
dTimStart: 2014-01-01T21:45:00+01:00
md: 1445
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: