Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-05-28T00:00:00+02:00 to 2008-05-29T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-05-29T00:00:00+02:00
dTimDiaHoleStart: 2008-05-28T17:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Leak test RTTS. Displace well to sea water above plug. POOH with running tool and LD same. ND diverter and BOP. RU for pulling HPDR. Install spider and function test. Run in and MU claxton tool NT-2 running tool to HPDR. RD cylinders, tensioner ring and centralizer. 
hpht: 0
md: 2788
mdCsgLast: 2783.5
mdDiaHoleStart: 2788
mdPlanned: -999.99
mdStrengthForm: 2284
presTestType: leak off test
reportNo: 43
ropCurrent: -999.99
strengthForm: 1.67
sum24Hr: RIH with lock down sub on PADPRT from 40 m to 140 m. Installed lock down sub. POOH. MU, RIH and set RTTS at 350 m MD.  Leak tested RTTS below to 230 bar/10 min. Released from RTTS and attempted to leak test RTTS/Storm valve from above. No go. 
tightWell: 0
tvd: 2728.4
tvdCsgLast: 2728.3
tvdStrengthForm: 2281
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-05-28T16:00:00+02:00
density: 1.31
locationSample: Active pit
md: 2788
mudClass: oil based
presBopRating: 690
pv: 22
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 9
dTim: 2008-05-28T21:00:00+02:00
density: 1.31
locationSample: Active pit
md: 2788
mudClass: oil based
presBopRating: 690
pv: 22
type: OBM-Standard
visFunnel: -999.99
yp: 8.5
Pore pressure:
dTim: 2008-05-29T00:00:00+02:00
equivalentMudWeight: 1.03
md: 2788
readingKind: estimated
Survey stations:
Activities:
comments: POOH with jet/flush tool from 100 m to 60 m. Could not rack back 5 1/2" HWDP due to finger on FWD PRS not working.
dTimEnd: 2008-05-28T00:15:00+02:00
dTimStart: 2008-05-28T00:00:00+02:00
md: 60
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Repaired decoder for finger on FWD PRS.
dTimEnd: 2008-05-28T04:00:00+02:00
dTimStart: 2008-05-28T00:15:00+02:00
md: 60
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH with jet/flush tool from 600 m to OOH. Inspected jetting tool and found indication that tool had not landed out completely on 10 3/4" csg hanger. Decided that it was no point in re-running the jet/wash tool.
dTimEnd: 2008-05-28T04:30:00+02:00
dTimStart: 2008-05-28T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: PU and RIH with lock down sub from surface to 40 m. Could not rack back 5 1/2" HWDP due to finger on fingerboard not working.
dTimEnd: 2008-05-28T06:00:00+02:00
dTimStart: 2008-05-28T04:30:00+02:00
md: 40
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Repaired decoder for finger on FWD PRS.

Meanwhile changed out drilling bails and performed derrick inspection.
dTimEnd: 2008-05-28T13:30:00+02:00
dTimStart: 2008-05-28T06:00:00+02:00
md: 60
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with lock down sub from 40 to 140 m.
dTimEnd: 2008-05-28T14:15:00+02:00
dTimStart: 2008-05-28T13:30:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Landed lock down sub with 9 mT and made 4 1/4 turns CW, torque 1700 Nm with neutral weight. Toolstring dropped 7.5 inches. Closed UPR and verified correct line-up. 
Attempted to pressure up to 35 bar without sucess. Switched to second cmt pump and re-tried pumping up to 35 bar. Ok. Continued pressuring up to 207 bar and sat MS seal. Bled off pressure to zero. Confirmed lock by taking 40 mT overpull.
dTimEnd: 2008-05-28T15:45:00+02:00
dTimStart: 2008-05-28T14:15:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Tested MS in lock down sub 35/345 bar for 5/10 min. Ok
dTimEnd: 2008-05-28T16:15:00+02:00
dTimStart: 2008-05-28T15:45:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Released PADPRT and POOH with running string from 140 m to OOH.
dTimEnd: 2008-05-28T17:45:00+02:00
dTimStart: 2008-05-28T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box meeting prior to running RTTS. MU and RIH with jet sub from surface to 30 m and jetted BOP, 3100 lpm / 22 bar / 10 rpm.
dTimEnd: 2008-05-28T18:30:00+02:00
dTimStart: 2008-05-28T17:45:00+02:00
md: 30
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continue RIH with jet sub on 4 stds of 5 1/2" HWDP from 30 m to 87 m. PU and MU RTTS w/storm valve. Ran Halliburton centrilizer on single above storm valve.
dTimEnd: 2008-05-28T20:45:00+02:00
dTimStart: 2008-05-28T18:30:00+02:00
md: 87
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 10 3/4" RTTS w/SSCV on 5 1/2" DP from 87 m to 350 m. Up weight 92 mT / down weight 97 mT.
dTimEnd: 2008-05-28T23:15:00+02:00
dTimStart: 2008-05-28T20:45:00+02:00
md: 350
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Reciprocated string and circulated at 290 lpm / 7 bar to clean setting area. Installed RTTS with elements at 350 m and sat down 20 mT, down weight 70 mT.
dTimEnd: 2008-05-29T00:00:00+02:00
dTimStart: 2008-05-28T23:15:00+02:00
md: 360
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: