Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-07-07T00:00:00+02:00 to 2016-07-08T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: 2.2
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-08T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - N/D BOP and surface riser
- Skid the rig to F-15D well
- Rig up cement spool
hpht: 0
md: -999.99
mdCsgLast: 2507.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 23
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - WOC, meanwhile performed maintenance on DW, TDS, prepared for N/D BOP, started L/D 7in tbg from derrick
- Attempted to pressure test surface cement plug with no success
- Continued to L/D 7in tbg from derrick
- RIH RTTS BHA, set RTTS in production riser. Attempted to test surface cement plug under RTTS, no success. Released RTTS and POOH
- Started N/D BOP
tightWell: 0
tvdCsgLast: 2445.8
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: WOC. Meanwhile removed tools and equipment from TDS, prepared tools and equipment for N/D diverter and BOP. Moved fishing equipment from cantilever to free up space for 7in tbg. Moved new lifting cap for cementing spool into moonpool.
dTimEnd: 2016-07-07T01:00:00+02:00
dTimStart: 2016-07-07T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: WOC. Meanwhile worked to L/O 7in tubing from derrick. Issues with coupling hanging up on upper claw when repositioning PRS at foxhole. Continued to prepare tools and equipment. Continued hosekeeping in shakers.
dTimEnd: 2016-07-07T01:30:00+02:00
dTimStart: 2016-07-07T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: WOC. Meanwhile worked to L/O 7in tubing from derrick. Difficulties to breakout connection w/ csg tong. Continued to prepare tools and equipment. Continued hosekeeping in shakers
dTimEnd: 2016-07-07T02:00:00+02:00
dTimStart: 2016-07-07T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: WOC. Meanwhile worked to L/O 7in tubing from derrick. Layed out 1x stand.
dTimEnd: 2016-07-07T03:00:00+02:00
dTimStart: 2016-07-07T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: WOC. Meanwhile worked to install bolt on TDS blower cabinet
dTimEnd: 2016-07-07T03:15:00+02:00
dTimStart: 2016-07-07T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: WOC. Meanwhile worked to L/O 7in tubing from derrick. Layed out 2x stands.
dTimEnd: 2016-07-07T04:15:00+02:00
dTimStart: 2016-07-07T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pressure tested surface cement plug against closed shear ram. Attempted to test twice. Pressure broke off around 30-40bar and leaked off. After second attempt started loosing fluid into the well around 1,6m3/hour
dTimEnd: 2016-07-07T05:00:00+02:00
dTimStart: 2016-07-07T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Continued to layout 7in pipe from derrick. Layed out 9x stands. Meanwhile continued w/ maintenance work on TDS and DW. Function tested BOP. Continued preparation to N/D BOP. Losses 1,6m3/hour. Meamwhile evaluated with onshore organization further plans
dTimEnd: 2016-07-07T16:00:00+02:00
dTimStart: 2016-07-07T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to run RTTS plug
dTimEnd: 2016-07-07T16:15:00+02:00
dTimStart: 2016-07-07T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH 3x stands 8,25in DC and RTTS BHA. Losses 1,6m3/hour
dTimEnd: 2016-07-07T18:00:00+02:00
dTimStart: 2016-07-07T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: RIH on 5,5in DP to 130 w/ RTTS plug BHA. M/U pup joint for space out and connected TDS. Placed RTTS packer at 131,5m (middle element). Filled pipe and broke circulation. Recorded up/down weights 88t/84t. Losses 1,6m3/hour
dTimEnd: 2016-07-07T18:30:00+02:00
dTimStart: 2016-07-07T18:00:00+02:00
md: 132
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Set RTTS Plug at 131,5m (middle element). Closed UPR on BOP and lined up cement unit for pressure test below RTTS via drill string. Losses stopped after RTTS packer was set
dTimEnd: 2016-07-07T18:45:00+02:00
dTimStart: 2016-07-07T18:30:00+02:00
md: 132
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Pressure tested the surface lines to 125 bar/ 10 min. Attempted to pressure test surface cement plug below RTTS plug. Pressure broke at around 30 bar. Stopped pressuring up. Pressure leaked off.
dTimEnd: 2016-07-07T19:30:00+02:00
dTimStart: 2016-07-07T18:45:00+02:00
md: 132
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Released RTTS plug, POOH w/ RTTS BHA, losses 1,6m3/hour
dTimEnd: 2016-07-07T20:30:00+02:00
dTimStart: 2016-07-07T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: L/D RTTS BHA, R/B 8,25in drill collars. Cleaned drill floor
dTimEnd: 2016-07-07T22:15:00+02:00
dTimStart: 2016-07-07T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to N/D diverter
dTimEnd: 2016-07-07T22:30:00+02:00
dTimStart: 2016-07-07T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed elevators and rotator. Attached chains to bails. Installed lifting eyebolts to diverter. Pulled diverter to rig floor, 11,5t overpull to come free.Installed outer ring and master bushing
dTimEnd: 2016-07-08T00:00:00+02:00
dTimStart: 2016-07-07T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: