Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2007-12-09T00:00:00+01:00 to 2007-12-10T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 6.8
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-12-10T00:00:00+01:00
dTimDiaHoleStart: 2007-12-05T07:00:00+01:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue MU and run 20" casing w/DCI WH. 
hpht: 0
md: 1083
mdCsgLast: 251.7
mdDiaHoleStart: 206
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 17
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Continued RU csg running equipment. MU and ran 20" casing to 414 m MD.
tightWell: 0
tvd: 1082.5
tvdCsgLast: 251.7
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-12-09T21:00:00+01:00
density: 1.05
locationSample: Reserve pit
md: -999.99
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 115
yp: -999.99
Pore pressure:
dTim: 2007-12-10T00:00:00+01:00
equivalentMudWeight: 1.03
md: 1083
readingKind: estimated
Survey stations:
Activities:
comments: LO pup joints on top of landing string. PU one joint HWDP. MU and RB cmt stand
dTimEnd: 2007-12-09T02:15:00+01:00
dTimStart: 2007-12-09T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Spotted csg handling equipment on rig floor.
dTimEnd: 2007-12-09T03:00:00+01:00
dTimStart: 2007-12-09T02:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to handling DCI valve. Brought DCI frame down to scaffolding below centralizer deck through rotary and deck openings using tugger. Hung up and chained back DCI frame from well head centre using chain hoists and eagle clamps.
dTimEnd: 2007-12-09T05:00:00+01:00
dTimStart: 2007-12-09T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RU casing running equipment, 20 ft bails and FAC tool.
dTimEnd: 2007-12-09T06:00:00+01:00
dTimStart: 2007-12-09T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RU casing running equipment, 20 ft bails, elevators, csg tong, slips and FAC tool.
dTimEnd: 2007-12-09T11:30:00+01:00
dTimStart: 2007-12-09T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to running 20" csg. PU 20" shoe joint. Encountered signal problems to casing tong.
dTimEnd: 2007-12-09T12:30:00+01:00
dTimStart: 2007-12-09T11:30:00+01:00
md: 12
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Troubleshot ZMS signals on csg tong.
dTimEnd: 2007-12-09T13:15:00+01:00
dTimStart: 2007-12-09T12:30:00+01:00
md: 12
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued PU 20" csg shoe assy. Encountered problems with FWD PRS & HTS
dTimEnd: 2007-12-09T14:00:00+01:00
dTimStart: 2007-12-09T13:15:00+01:00
md: 12
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Troubleshoot signals and alignement on FWD PRS and HTS.
dTimEnd: 2007-12-09T14:45:00+01:00
dTimStart: 2007-12-09T14:00:00+01:00
md: 12
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: PU intermediate joint and float collar joint. Tread locked connections. Checked float in shoe and float collar for flow through with SW. Filled each joint with 90 strk SW.
dTimEnd: 2007-12-09T17:00:00+01:00
dTimStart: 2007-12-09T14:45:00+01:00
md: 39
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 20" csg from 39 m to 109 m MD. Installed csg centralizers on each joint. Filled every joint with 90 strk SW. Average running speed 2 jnts/hr. Back-up chain on upper casing tong broke-off.
dTimEnd: 2007-12-09T20:45:00+01:00
dTimStart: 2007-12-09T17:00:00+01:00
md: 109
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Back-up chains on upper part of casing tong broke off. Made up temporary solution with wire slings acting as back-up security to the counterbalance.
dTimEnd: 2007-12-09T21:45:00+01:00
dTimStart: 2007-12-09T20:45:00+01:00
md: 109
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with 20" csg from 109 m to 151 m MD. Installed one centralizer on each joint. Filled every joint with 90 strk SW. Average running speed 2 jnts/hr. 

Stabbed csg into conductor assisted by ROV. Had to use chain tongs in well head area to limit csg string movement in 3-4 m waves.
dTimEnd: 2007-12-10T00:00:00+01:00
dTimStart: 2007-12-09T21:45:00+01:00
md: 151
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: