Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2008-04-22T00:00:00+02:00 to 2008-04-23T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
daysBehind: 25.6
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-04-23T00:00:00+02:00
dTimDiaHoleStart: 2008-04-16T17:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue maintenance program on F-99.
hpht: 0
md: 3510
mdCsgLast: 3508
mdDiaHoleStart: 3510
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 107
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Continued RD WL equipment. Tested tree cap and KWV cap. Handed over well to production. Removed scaffolding and installed hatch.
tightWell: 0
tvd: 3138.8
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2008-04-22T06:00:00+02:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-04-23T00:00:00+02:00
equivalentMudWeight: 1.08
md: 3510
readingKind: measured
Survey stations:
Activities:
comments: BO and LD guns using certified lifting sub. Observed that all shots had fired.
dTimEnd: 2008-04-22T01:00:00+02:00
dTimStart: 2008-04-22T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RD lubricatoor on rig floor. Disconnected and pulled riser sections above BOP to rig floor.
dTimEnd: 2008-04-22T03:00:00+02:00
dTimStart: 2008-04-22T01:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Opened HMV and confirmed 0 WHP below. Closed HMV and opened KWV. Leak tested XMT cross to 123 bar / 10 min against closed HMV. Dropped 0.6 bar / 10 min. Bled off pressure to zero bar. Closed KWV.
dTimEnd: 2008-04-22T03:45:00+02:00
dTimStart: 2008-04-22T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box meeting. RD hydraulic BOP hoses. Disconnected  WL BOP's and transfered to overhead crane in moonpool. Transported BOP's to main deck. Dismantled scaffolding around BOP's.
dTimEnd: 2008-04-22T06:00:00+02:00
dTimStart: 2008-04-22T03:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Installed tree cap and tested same 35/380 bar for 5/10 min against closed SV using Seawell test pump and 100% MEG. Bled off pressure.
dTimEnd: 2008-04-22T07:00:00+02:00
dTimStart: 2008-04-22T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RD HP line from XMT KWV to cmt unit. Installed 1502 weco blind cap outside KWV and opened KWV. Leak tested KWV cap to 35/380 bar for 5/10 min aginst closed SV using Seawell test pump and 100% MEG.
dTimEnd: 2008-04-22T08:45:00+02:00
dTimStart: 2008-04-22T07:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Transfered operation of HMV and TRSCSSV to platform system/production. Filled in and signed "Well handover document" and handed over well from Volve D&W to Mærsk Production at 09:00. 

Meanwhile RD scaffolding on rig floor and cleared rig floor of excess equipment.
dTimEnd: 2008-04-22T09:30:00+02:00
dTimStart: 2008-04-22T08:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Removed scaffolding around moonpool hatch and installed hatch. 
 ****************END OF OPERATIONS****************
dTimEnd: 2008-04-22T10:45:00+02:00
dTimStart: 2008-04-22T09:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: