Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-19T00:00:00+02:00 to 2008-06-20T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-20T00:00:00+02:00
dTimDiaHoleStart: 2008-06-18T03:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Condition mud. Inflow test well. Pump wash pills and displace well to 1,03 sg packer fluid. Clean surface pits and lines. POOH with cleaning string.
hpht: 0
md: 3750
mdCsgLast: 3695
mdDiaHoleStart: 3750
mdPlanned: -999.99
mdPlugTop: 3654
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 65
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: RIH with 7" x 9 5/8" x 10 3/4" well cleaning string. Scraped and cleaned FLX and production packer setting areas. Polished and dressed PBR. Conditioned mud.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-19T14:00:00+02:00
density: 1.36
locationSample: Active pit
md: 3750
mudClass: oil based
presBopRating: 690
pv: 27
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8
dTim: 2008-06-19T23:00:00+02:00
density: 1.36
locationSample: Active pit
md: 3750
mudClass: oil based
presBopRating: 690
pv: 26
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 9
Pore pressure:
Survey stations:
Activities:
comments: Remove master bushing and installed auto slip.

dTimEnd: 2008-06-19T00:15:00+02:00
dTimStart: 2008-06-19T00:00:00+02:00
md: 100
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued RIH w/cleaning assy. on 3 ½" DP from 100 to 600m. Picked up 3½" DP singles from cantilever. Trip time 111 m/hour. Problems with tail arm of HTS.
 
UP/Down weight at 500m 80/75 MT.

Simultaneously started pressure testing of rig manifold.

dTimEnd: 2008-06-19T04:45:00+02:00
dTimStart: 2008-06-19T00:15:00+02:00
md: 600
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Electric technician trouble shooted HTS. 

dTimEnd: 2008-06-19T06:00:00+02:00
dTimStart: 2008-06-19T04:45:00+02:00
md: 630
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Troubleshot HTS trailing arm.
dTimEnd: 2008-06-19T07:00:00+02:00
dTimStart: 2008-06-19T06:00:00+02:00
md: 621
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Held toolbox talk / shift handover.
dTimEnd: 2008-06-19T07:15:00+02:00
dTimStart: 2008-06-19T07:00:00+02:00
md: 621
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued to RIH with cleaning string on 3 1/2" singles from 621 m to 660 m MD. Restriced running speed due to problems with HTS trailing arm / elevator.
dTimEnd: 2008-06-19T07:45:00+02:00
dTimStart: 2008-06-19T07:15:00+02:00
md: 660
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Troubleshot HTS trailing arm and DP elevator. Removed and replaced DP elevator.
dTimEnd: 2008-06-19T09:00:00+02:00
dTimStart: 2008-06-19T07:45:00+02:00
md: 660
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued to RIH with cleaning string on 3 1/2" singles from 660 m to 1015 m MD. Trip speed: 118 m/hrs
dTimEnd: 2008-06-19T12:00:00+02:00
dTimStart: 2008-06-19T09:00:00+02:00
md: 1015
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to picking up cleaning assemblies #3, #4 and #5. Meanwhile counted 3 1/2" DP joints left on deck.
dTimEnd: 2008-06-19T12:15:00+02:00
dTimStart: 2008-06-19T12:00:00+02:00
md: 1015
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Made up 3 1/2" DP pup and cleaning assembly #3 top dress mill. Took up/down weight 90/85 MT.
dTimEnd: 2008-06-19T13:00:00+02:00
dTimStart: 2008-06-19T12:15:00+02:00
md: 1022
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Removed automatic slips. Installed master bushing. Found broken safety chain on elevator.
dTimEnd: 2008-06-19T13:45:00+02:00
dTimStart: 2008-06-19T13:00:00+02:00
md: 1022
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Removed segment and repaired/welded safety chain on elevator.
dTimEnd: 2008-06-19T14:15:00+02:00
dTimStart: 2008-06-19T13:45:00+02:00
md: 1022
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Picked up and made up cleaning assembly #4 top dress mill / well commisioner / well patroller / 9 5/8" razor back and cleaning assembly #5 well sweep magnets.
dTimEnd: 2008-06-19T14:45:00+02:00
dTimStart: 2008-06-19T14:15:00+02:00
md: 1040
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH with cleaning assemblies on 5" DP from 1041 m to 2073 m MD. Trip speed: 344 m/hrs
dTimEnd: 2008-06-19T17:45:00+02:00
dTimStart: 2008-06-19T14:45:00+02:00
md: 2073
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up and made up 5" DP pup and cleaning assembly #6 10 3/4" razor back / posi drift / well sweep magnets / well patroller.
dTimEnd: 2008-06-19T19:00:00+02:00
dTimStart: 2008-06-19T17:45:00+02:00
md: 2088
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held toolbox talk for changing to 5 1/2" DP handling equipment.
dTimEnd: 2008-06-19T19:15:00+02:00
dTimStart: 2008-06-19T19:00:00+02:00
md: 2088
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed elevator insert to 5 1/2".
dTimEnd: 2008-06-19T19:30:00+02:00
dTimStart: 2008-06-19T19:15:00+02:00
md: 2088
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Made up 5" x 5 1/2" x-over.
dTimEnd: 2008-06-19T19:45:00+02:00
dTimStart: 2008-06-19T19:30:00+02:00
md: 2090
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Broke circulation. Flow 1100 lpm / SPP 138 bar.
dTimEnd: 2008-06-19T20:00:00+02:00
dTimStart: 2008-06-19T19:45:00+02:00
md: 2090
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed slips inserts to 5 1/2". Greased and checked automatic slips. Changed die carriers in iron roughneck.
dTimEnd: 2008-06-19T20:30:00+02:00
dTimStart: 2008-06-19T20:00:00+02:00
md: 2090
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH with cleaning assemblies from 2090 m MD to 2590 m MD on 5 1/2" DP. Trip speed: 333 m/hrs Had to make up TDS while running in due to increased backflow from pipe.
dTimEnd: 2008-06-19T22:00:00+02:00
dTimStart: 2008-06-19T20:30:00+02:00
md: 2590
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Scraped and washed FLX packer setting area with 10 3/4" Razor back scraper reciprocating in interval from 500 to 530 m MD. Flow 1850 lpm / SPP 300 bar. Took up/down weights 135/124 MT. Pumped another 50 m3 to condition mud.
dTimEnd: 2008-06-19T22:45:00+02:00
dTimStart: 2008-06-19T22:00:00+02:00
md: 2605
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH with cleaning assemblies on 5 1/2" DP from 2605 m to 2695 m MD. Made up TDS. RIH while pumping 500 lpm / SPP 30 bar and passed though liner PBR at 2616 m MD - no obstruction observed.
dTimEnd: 2008-06-19T23:30:00+02:00
dTimStart: 2008-06-19T22:45:00+02:00
md: 2616
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH with cleaning assembliies on 5 1/2" DP from 2615 m to 2855 m MD. Trip speed: 480 m/hrs
dTimEnd: 2008-06-20T00:00:00+02:00
dTimStart: 2008-06-19T23:30:00+02:00
md: 3449
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: