Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-06-18T00:00:00+02:00 to 2016-06-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-06-19T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - M/U B/U cutter toolstring, RIH and cut tubing at 2400 mMD
- Circulate annulus to SW
- M/U and RIH with ME 572-700 ME plug. Install plug at 240 mMD.
- N/D Xmas tree
- N/U surface joint and BOP
hpht: 0
md: -999.99
mdCsgLast: 4087.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 4
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Rigged down cement spool
- Rigged up WL pressure control equipment
- Installed return lines and manifold WH to choke manifold
- M/U cutter toolstring and RIH
- Attempted to cut tubing at 2400 m
- POOH w cutter toolstring
tightWell: 0
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Bled off well to 185 bar and attampted to close DHSV while bleeding off pressure. Bled back 185 ltr.
dTimEnd: 2016-06-18T00:15:00+02:00
dTimStart: 2016-06-18T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared space on rig floor to run WL pressure control equipment. Prepared permits, and made lifting plan for WL operations.
dTimEnd: 2016-06-18T01:45:00+02:00
dTimStart: 2016-06-18T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Inflow tested the HMV to 185 for 10 min.
Bled down well from 185 Bar to 0 bar to closed drain system.
Meanwhile: Prepared for wire line operations.
dTimEnd: 2016-06-18T02:45:00+02:00
dTimStart: 2016-06-18T01:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for rigging down cement spool
dTimEnd: 2016-06-18T03:00:00+02:00
dTimStart: 2016-06-18T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Drained cement spool.
R/D and removed cement spool from F-1 C.
Meanwhile: Built wireline riser on rigfloor.
dTimEnd: 2016-06-18T05:15:00+02:00
dTimStart: 2016-06-18T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered WL adapter onto XT and installed same.
Meanwhile: Continued with preparations for R/U WL equipment.
dTimEnd: 2016-06-18T07:00:00+02:00
dTimStart: 2016-06-18T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for R/U WL equipment. Prepared permit and paper work.
dTimEnd: 2016-06-18T07:30:00+02:00
dTimStart: 2016-06-18T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed WL BOP lift cap and double securing. Transferred WL BOP from moonpool to WH.
Checked O-rings on BOP and installed control hoses. Landed off lower riser and made up to XT.
dTimEnd: 2016-06-18T08:30:00+02:00
dTimStart: 2016-06-18T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U hoses and manifold to WL BOP. Filled BOP with SW and performed connection test against SV to 50bar/5min to confirm O-ring seals.
Removed lifting equipment in moonpool and lifted tuggers to drill floor.
dTimEnd: 2016-06-18T09:45:00+02:00
dTimStart: 2016-06-18T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed BX elevator and inserts.
dTimEnd: 2016-06-18T10:00:00+02:00
dTimStart: 2016-06-18T09:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U WL riser with TDS, RIH and landed off on BOP.
M/U connection and L/O handling pup.
Meanwhile: R/U lines from choke manifold to XT side outlets.
dTimEnd: 2016-06-18T10:45:00+02:00
dTimStart: 2016-06-18T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U QTS sub and pump-in sub. Installed 2 lo-torque valves.
dTimEnd: 2016-06-18T11:15:00+02:00
dTimStart: 2016-06-18T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U lines from choke manifold to XT outlets.
Meanwhile: Prepared cable head and toolstring for cutting tubing.
dTimEnd: 2016-06-18T12:45:00+02:00
dTimStart: 2016-06-18T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed grease lines, control lines and lifted assy on lubricator.
R/U sheaves to BX-elevator.
Meanwhile: Mixed 50/50 MEG.
dTimEnd: 2016-06-18T13:45:00+02:00
dTimStart: 2016-06-18T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U lubricator and M/U dummmy toolstring for pressure testing.
Continued to prepare toolstring for cutting tubing.
Meanwhile: Flushed cement hose.
dTimEnd: 2016-06-18T15:00:00+02:00
dTimStart: 2016-06-18T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U lubricator and QTS.
dTimEnd: 2016-06-18T15:30:00+02:00
dTimStart: 2016-06-18T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Confirmed line-up and pressure tested WL rig-up to 20/345 bar for 5/10min.
dTimEnd: 2016-06-18T16:30:00+02:00
dTimStart: 2016-06-18T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for handling explosives.
dTimEnd: 2016-06-18T17:00:00+02:00
dTimStart: 2016-06-18T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Drained lubricator to closed drain.
B/O QTS. Pulled dummy toolstring out of lubricator and L/D same.
dTimEnd: 2016-06-18T17:45:00+02:00
dTimStart: 2016-06-18T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U for running WL cutter.
Meanwhile: R/U chiksan and lo-torque valves from XT to choke manifold.
dTimEnd: 2016-06-18T18:30:00+02:00
dTimStart: 2016-06-18T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U for running WL cutter
Meanwhile: Continued M/U chiksan and lo-torque valves from XT to choke manifold.
dTimEnd: 2016-06-18T19:30:00+02:00
dTimStart: 2016-06-18T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT prior to arming cutter.
Meanwhile: R/U hoses and chiksan in WH/XT area for circulation.
dTimEnd: 2016-06-18T19:45:00+02:00
dTimStart: 2016-06-18T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U cutter to CCL and armed.
Lifted tool string into lubricator, and lowered lubricator onto riser. M/U and leak tested QTS.
dTimEnd: 2016-06-18T21:30:00+02:00
dTimStart: 2016-06-18T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued M/U toolstring.
Meanwhile: Continued rigging up hoses for circulation in WH area.
dTimEnd: 2016-06-18T22:00:00+02:00
dTimStart: 2016-06-18T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ cutter, 40 m/min. Ran slowly through DHSV from 483 mMD to 490 mMD. 
Unable to pass restriction at 2407 mMD.

dTimEnd: 2016-06-19T00:00:00+02:00
dTimStart: 2016-06-18T22:00:00+02:00
md: 2410
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: