Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-05-17T00:00:00+02:00 to 2008-05-18T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 2
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-05-18T00:00:00+02:00
dTimDiaHoleStart: 2008-05-11T14:00:00+02:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with casing/RT to 2175 m MD and land casing hanger at 140,4 m MD. Circulate prior to cement job. Cement 14" casing. Set seal assembly and test same. POOH with PADPRT. Wash wellhead and set wearbushing. Make up 12 1/4" drilling BHA.
hpht: 0
md: 2281
mdCsgLast: 2275.4
mdDiaHoleStart: 1086
mdPlanned: -999.99
mdStrengthForm: 1186
presTestType: formation integrity test
reportNo: 32
ropCurrent: -999.99
strengthForm: 1.38
sum24Hr: Ran 14" 96,6# casing from 610 m to 2131 m MD. Picked up and made up 14" casing hanger / PADPRT.
tightWell: 0
tvd: 2279.5
tvdCsgLast: 2274.1
tvdStrengthForm: 1186
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-05-17T14:00:00+02:00
density: 1.3
locationSample: Flowline
md: 2281
mudClass: water based
presBopRating: 690
pv: 30
type: HPWBM
visFunnel: -999.99
yp: 15
dTim: 2008-05-17T22:00:00+02:00
density: 1.3
locationSample: Active pit
md: 2281
mudClass: water based
presBopRating: 690
pv: 28
type: HPWBM
visFunnel: -999.99
yp: 17
Pore pressure:
dTim: 2008-05-18T00:00:00+02:00
equivalentMudWeight: 1.03
md: 2281
readingKind: estimated
Survey stations:
Activities:
comments: Ran 14" 96,6# casing from 207 m to 610 m MD. Filled every casing joint with 1,30 sg WBM. Static losses approx 100 l/hrs after midnight.
dTimEnd: 2008-05-17T06:00:00+02:00
dTimStart: 2008-05-17T00:00:00+02:00
md: 610
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 14" 96,6# casing from 610 m to 1077 m MD. Filled every casing joint with 1,30 WBM. Laid out joint #120 due to jammed protector on box end.
dTimEnd: 2008-05-17T13:00:00+02:00
dTimStart: 2008-05-17T06:00:00+02:00
md: 1077
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: At 20" shoe, engaged LaFleur onto casing collar. Broke circulation with 100 lpm / SPP 33 bar. staged up pumps to 1100 lpm / SPP 32 bar. MW out 1,30 sg.
dTimEnd: 2008-05-17T13:30:00+02:00
dTimStart: 2008-05-17T13:00:00+02:00
md: 1077
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 14 96,6# casing from 1077 m to 1540 m MD. Filled every casing joint with 1,30 WBM.
dTimEnd: 2008-05-17T19:30:00+02:00
dTimStart: 2008-05-17T13:30:00+02:00
md: 1540
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Detected exhaust fumes from gas turbines on drillflloor. Shut down one gas turbine. Moved HTS rollers to pick casing from fwd bay. Meanwhile reciprocated casing.
dTimEnd: 2008-05-17T20:15:00+02:00
dTimStart: 2008-05-17T19:30:00+02:00
md: 1540
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 14 96,6# casing from 1540 m to 1874 m MD. Filled every casing joint with 1,30 WBM. Laid out joint #48 due to jammed protector on box end.
dTimEnd: 2008-05-18T00:00:00+02:00
dTimStart: 2008-05-17T20:15:00+02:00
md: 1874
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: