Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-06-14T00:00:00+02:00 to 2009-06-15T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-06-15T00:00:00+02:00
dTimDiaHoleStart: 2009-06-03T17:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Jump ROV, inspect Well Head, run corrotion cap, skid rig to F-9.
hpht: 0
md: 5331
mdCsgLast: 3441
mdDiaHoleStart: 5331
mdPlanned: -999.99
mdStrengthForm: 3439
presTestType: formation integrity test
reportNo: 70
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Completed nippling down BOP. Skidded BOP to test stump. P/U and installed Claxton tool, RIH with same. Pulled BOP joint to rigfloor. L/D BOP joint on deck. POOH and L/D HPDR on deck. Prepared to run corrotion cap.
tightWell: 0
tvdCsgLast: 2654
tvdStrengthForm: 2654
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-06-14T22:00:00+02:00
density: 1.03
locationSample: Active pit
md: 0
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued to RIH from 120m to 148m. Connected seat protector. Jetted Well head. 2950 l/min, 33 bar.
dTimEnd: 2009-06-14T00:30:00+02:00
dTimStart: 2009-06-14T00:00:00+02:00
md: 148
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with seat protector from 148m to surface.
dTimEnd: 2009-06-14T00:45:00+02:00
dTimStart: 2009-06-14T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Disconnected Bull nose, jet sub and seat protector from RT and L/D RT.
dTimEnd: 2009-06-14T01:30:00+02:00
dTimStart: 2009-06-14T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Tool Box Talk. Made up side entry sub assembly, closed annular, blew air down choke line to drain BOP.
dTimEnd: 2009-06-14T02:00:00+02:00
dTimStart: 2009-06-14T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Tool Box Talk and preparations for nippling  down diverter.
dTimEnd: 2009-06-14T02:30:00+02:00
dTimStart: 2009-06-14T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Nippled down diverter.
dTimEnd: 2009-06-14T04:00:00+02:00
dTimStart: 2009-06-14T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Nippled down bell niple.
dTimEnd: 2009-06-14T05:15:00+02:00
dTimStart: 2009-06-14T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Nipled down and skidded  BOP to test stump.
dTimEnd: 2009-06-14T06:00:00+02:00
dTimStart: 2009-06-14T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Completed nippling down and skidded BOP to test stump.
dTimEnd: 2009-06-14T07:00:00+02:00
dTimStart: 2009-06-14T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held Tool Box Talk prior to connecting Claxton tool.
dTimEnd: 2009-06-14T07:15:00+02:00
dTimStart: 2009-06-14T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed master bushing, ran Claxton tool through, installed master bushing, connected stand of DP.
dTimEnd: 2009-06-14T08:30:00+02:00
dTimStart: 2009-06-14T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U Claxton tool to BOP joint. Meanwhile prepared tention system for dis-assembly.
dTimEnd: 2009-06-14T10:00:00+02:00
dTimStart: 2009-06-14T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed scaffold from BOP joint.
dTimEnd: 2009-06-14T10:30:00+02:00
dTimStart: 2009-06-14T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Transferred tension from cylinders to TDS. Informed production to shut in.
dTimEnd: 2009-06-14T10:45:00+02:00
dTimStart: 2009-06-14T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Nippled down tension cylinders. Meanwhile ran guide wire and hot stab.
dTimEnd: 2009-06-14T12:30:00+02:00
dTimStart: 2009-06-14T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Moved moonpool hatches from BOP joint.
dTimEnd: 2009-06-14T13:00:00+02:00
dTimStart: 2009-06-14T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Unlock TBC. Primary release ineffective. Unlocked TBC secondary release.
dTimEnd: 2009-06-14T14:15:00+02:00
dTimStart: 2009-06-14T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Retreive hot stab and guide wire.
dTimEnd: 2009-06-14T14:45:00+02:00
dTimStart: 2009-06-14T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U 2m and installed debris cap. Continued P/U until Claxton tool at rotary table. Racked 1 stand 5 1/2" DP.
dTimEnd: 2009-06-14T15:00:00+02:00
dTimStart: 2009-06-14T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled BOP joint to rotary level.
dTimEnd: 2009-06-14T15:45:00+02:00
dTimStart: 2009-06-14T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held Tool Box Talk prior to install spider.
dTimEnd: 2009-06-14T16:00:00+02:00
dTimStart: 2009-06-14T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed HPDR spider.
dTimEnd: 2009-06-14T17:00:00+02:00
dTimStart: 2009-06-14T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed fairing and broke flange connection. Meanwhile cleaned in shakers and re-assembled pump 1.
dTimEnd: 2009-06-14T19:00:00+02:00
dTimStart: 2009-06-14T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected at bottom of BOP joint, L/D same on deck.
dTimEnd: 2009-06-14T20:30:00+02:00
dTimStart: 2009-06-14T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U splash zone joint, set in spider, disconnected and L/D on deck.
dTimEnd: 2009-06-14T22:30:00+02:00
dTimStart: 2009-06-14T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with HPDR, L/D on deck.
dTimEnd: 2009-06-15T00:00:00+02:00
dTimStart: 2009-06-14T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: