Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2007-11-15T00:00:00+01:00 to 2007-11-16T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-11-16T00:00:00+01:00
dTimDiaHoleStart: 2007-11-15T21:30:00+01:00
diaHole: 36
distDrill: 10
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drill 36" to TD 222.8 m. Prepare and RIH with 30" conductor.
hpht: 0
md: 155
mdDiaHoleStart: 144
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 1
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Installed the rotating link adapter to TDS. Picked up and made up the 36" BHA assembly. Drilled 36" hole from 144 m to 165 m MD. 
tightWell: 0
tvd: 155
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-11-15T15:00:00+01:00
density: 1.05
locationSample: Reserve pit
md: 145
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 121
yp: -999.99
dTim: 2007-11-15T15:30:00+01:00
density: 1.4
locationSample: Reserve pit
md: -999.99
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 120
yp: -999.99
Pore pressure:
dTim: 2007-11-16T00:00:00+01:00
equivalentMudWeight: 1.03
md: 164
readingKind: estimated
Survey stations:
Activities:
comments: Held tool box talk prior to skidding of the cantilever from F-14 to F-5
dTimEnd: 2007-11-15T05:00:00+01:00
dTimStart: 2007-11-15T04:30:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded the catilever from F-14 to F-5.
dTimEnd: 2007-11-15T05:45:00+01:00
dTimStart: 2007-11-15T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Started to re-establish rig condition for operation.
dTimEnd: 2007-11-15T06:00:00+01:00
dTimStart: 2007-11-15T05:45:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Installed handrails on weather deck and lower levels in well head modul.

dTimEnd: 2007-11-15T07:00:00+01:00
dTimStart: 2007-11-15T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Held tool box talk with day shift. Removed hatch cover from F-5 at well bay area. Failure on TDS.

dTimEnd: 2007-11-15T09:00:00+01:00
dTimStart: 2007-11-15T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Prepared and installed the rotating link adapter to TDS. Meanwhile removed hatch covers on F-14 prior to installing DCI stab for CRI hose.

dTimEnd: 2007-11-15T10:30:00+01:00
dTimStart: 2007-11-15T09:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Performed derrick inspection prior to start drilling 36" hole.

dTimEnd: 2007-11-15T11:00:00+01:00
dTimStart: 2007-11-15T10:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Held tool box talk. Picked up and made up the 36" BHA assembly. RIH with the 36" BHA. Meanwhile ROV prepared to install DCI stab for CRI hose.
dTimEnd: 2007-11-15T14:00:00+01:00
dTimStart: 2007-11-15T11:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Installed oil filter and solenoid valve to TDS. Function tested TDS, the rotating link adapter and torque wrench. Meanwhile prepared and connected DCI stab for CRI hose.
dTimEnd: 2007-11-15T17:00:00+01:00
dTimStart: 2007-11-15T14:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Serviced and inspected the TDS prior to start drilling the 36" hole. Prepared for moving drill cutting funnel from F-5.

dTimEnd: 2007-11-15T18:00:00+01:00
dTimStart: 2007-11-15T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Moved the drill cutting funnel from F-5. Using tugger and ROV.
dTimEnd: 2007-11-15T20:15:00+01:00
dTimStart: 2007-11-15T18:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: 36" BHA entered slot # 5 assisted by ROV.
dTimEnd: 2007-11-15T21:30:00+01:00
dTimStart: 2007-11-15T20:15:00+01:00
md: 144
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Attempted to wash down 36" BHA through template. 
Drilled 36" hole from 144 m to 149 m MD.
Drilling parameters : Flow 1000 lpm /  SPP 4-5 bar / 18 RPM / Torque 3-12 kNm / WOB  1-10 MT. Drilling bushing landed out in template guide-funnel.
Parked ROV in garage. 

dTimEnd: 2007-11-15T23:30:00+01:00
dTimStart: 2007-11-15T21:30:00+01:00
md: 149
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled 36" hole from 149 m  to 155 m MD. 
Drilling parameters : Flow 1000 lpm /  SPP 2 bar / 20 RPM / Torque 2-4 kNm / WOB 1-2 MT / ROP 3,5 m/hr.
dTimEnd: 2007-11-16T00:00:00+01:00
dTimStart: 2007-11-15T23:30:00+01:00
md: 155
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: