Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2010-09-16T00:00:00+02:00 to 2010-09-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2010-09-17T00:00:00+02:00
dTimDiaHoleStart: 2010-09-10T15:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Produce well.

Expected status 06:00 tomorrow: RIH with EVO plug.
hpht: 0
md: -999.99
mdCsgLast: 3695
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 7
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Logged RST from 3150 to 3101 m. RST far detector stopped working. Ran PLT logging pass from 3390 m up to 2970 m at speed 10, 20, 30 and 40 m/min. Took stationary readings at 3200, 3040 and 2970 m. Evaluated data. POOH. LD BHA. Waited on plug equipment from shore. Meanwhile produced well and prepared 5/16" cable equipment.
tightWell: 0
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Logged RST in IC mode at 0,5 m/min from 3150 to 3101 m. RST far detector stopped working.
dTimEnd: 2010-09-16T02:15:00+02:00
dTimStart: 2010-09-16T00:00:00+02:00
md: 3098
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Tractored back into well 15 m and stopped at 3116 m. Troubleshot and made several attempts to get the detector to work. Neg.
dTimEnd: 2010-09-16T02:45:00+02:00
dTimStart: 2010-09-16T02:15:00+02:00
md: 3116
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH with tractor activated to 3390 m.
dTimEnd: 2010-09-16T03:00:00+02:00
dTimStart: 2010-09-16T02:45:00+02:00
md: 3390
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Ran PLT logging pass from 3390 m up to 2970 m at speed 10 m/min.
dTimEnd: 2010-09-16T03:45:00+02:00
dTimStart: 2010-09-16T03:00:00+02:00
md: 2970
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH with tractor activated to 3390 m.
dTimEnd: 2010-09-16T04:45:00+02:00
dTimStart: 2010-09-16T03:45:00+02:00
md: 3390
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Ran PLT logging pass from 3390 m up to 2970 m at speed 20 m/min.
dTimEnd: 2010-09-16T05:15:00+02:00
dTimStart: 2010-09-16T04:45:00+02:00
md: 2970
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH with tractor activated to 3390 m.
dTimEnd: 2010-09-16T05:45:00+02:00
dTimStart: 2010-09-16T05:15:00+02:00
md: 3390
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Ran PLT logging pass from 3390 m up to 2970 m at speed 30 m/min.
dTimEnd: 2010-09-16T06:00:00+02:00
dTimStart: 2010-09-16T05:45:00+02:00
md: 2970
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH with tractor activated to 3390 m.
dTimEnd: 2010-09-16T06:30:00+02:00
dTimStart: 2010-09-16T06:00:00+02:00
md: 3390
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Ran PLT logging pass from 3390 m up to 2970 m at speed 40 m/min.
dTimEnd: 2010-09-16T06:45:00+02:00
dTimStart: 2010-09-16T06:30:00+02:00
md: 2970
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH with tractor activated to 3200 m.
dTimEnd: 2010-09-16T07:00:00+02:00
dTimStart: 2010-09-16T06:45:00+02:00
md: 3200
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Took stationary readings at 3200, 3040 and 2970 m. Evaluated data.
dTimEnd: 2010-09-16T08:15:00+02:00
dTimStart: 2010-09-16T07:00:00+02:00
md: 2970
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH with BHA #1. Lost communication with PLT/RST on the way OOH.
dTimEnd: 2010-09-16T10:15:00+02:00
dTimStart: 2010-09-16T08:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: OOH. SIWHP 103 bar. Closed well and bled off pressure. Flushed riser/lubricator with N2. Inflow tested HMV. LD BHA #1.
dTimEnd: 2010-09-16T13:15:00+02:00
dTimStart: 2010-09-16T10:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Waited on plug equipment from shore. Boat departure cancelled due to poor weather forecast. Meanwhile produced well and prepared 5/16" cable equipment due to loose strand on 7/16" cable.
dTimEnd: 2010-09-17T00:00:00+02:00
dTimStart: 2010-09-16T13:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: