Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-05-09T00:00:00+02:00 to 2013-05-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-05-10T00:00:00+02:00
dTimDiaHoleStart: 2013-05-09T16:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Circulate and condition mud prior to spotting P&A plug #1.
Set P&A plug #1 (A+B).
Reduce mudweight from 1.32 sg to 1.28 sg.
Perform BOP test.
hpht: 0
md: 4562.1
mdCsgLast: 2570.7
mdDiaHoleStart: 4562
mdPlanned: -999.99
mdStrengthForm: 2574
presTestType: formation integrity test
reportNo: 65
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Pulled / lubricated out of hole from 4266m MD to surface.
Ran in hole with 3 1/2" cement stinger on 5 1/2" drill pipe to 1999m MD.
tightWell: 0
tvd: 3398.2
tvdCsgLast: 2442
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-05-09T21:00:00+02:00
density: 1.32
locationSample: Active pit
md: 4562
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
dTim: 2013-05-09T10:00:00+02:00
density: 1.32
locationSample: Active pit
md: 4562
mudClass: oil based
presBopRating: 345
pv: 37
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
Pore pressure:
Survey stations:
Activities:
comments: Pulled / lubricated out of hole with 8 1/2" bottom hole assembly from 4266m MD to 2550m MD with 200 lpm and 8-9 bar.

Observed tight spots at 4230m, 4225m, 4066m-4060m and 3950m with maximum 20 MT overpull.
dTimEnd: 2013-05-09T09:00:00+02:00
dTimStart: 2013-05-09T00:00:00+02:00
md: 2550
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Filled trip tank.
dTimEnd: 2013-05-09T09:45:00+02:00
dTimStart: 2013-05-09T09:00:00+02:00
md: 2550
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pulled out of hole with 8 1/2" bottom hole assembly from 2550m MD to 410m MD.
dTimEnd: 2013-05-09T14:00:00+02:00
dTimStart: 2013-05-09T09:45:00+02:00
md: 410
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Laid out 6m pup joint. Function tested BOP. Removed PS21 slips.
dTimEnd: 2013-05-09T14:45:00+02:00
dTimStart: 2013-05-09T14:00:00+02:00
md: 410
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pulled out of hole with 8 1/2" bottom hole assembly from 410m. Laid down crossover, near bit stabilizer and bit. Removed totco ring.
dTimEnd: 2013-05-09T16:00:00+02:00
dTimStart: 2013-05-09T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and tidied rig floor. Prepared to pick up 3 1/2" drill pipe. Changed out dies on iron roughneck.
dTimEnd: 2013-05-09T17:00:00+02:00
dTimStart: 2013-05-09T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Picked up and ran in hole with mule shoe on 3 1/2" drill pipe singles to 293m MD.
dTimEnd: 2013-05-09T20:00:00+02:00
dTimStart: 2013-05-09T17:00:00+02:00
md: 293
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Changed to 5 1/2" handling equipment.
dTimEnd: 2013-05-09T20:30:00+02:00
dTimStart: 2013-05-09T20:00:00+02:00
md: 293
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Ran in hole with cement stinger on 5 1/2" drill pipe from 293m MD to 1999m MD.
dTimEnd: 2013-05-10T00:00:00+02:00
dTimStart: 2013-05-09T20:30:00+02:00
md: 1999
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: