Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2015-08-13T00:00:00+02:00 to 2015-08-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
daysBehind: 4.7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-08-14T00:00:00+02:00
dTimDiaHoleStart: 2015-08-05T11:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with perf.run#3. RIH with perf.run#4
hpht: 0
md: -999.99
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 9
ropCurrent: -999.99
sum24Hr: RIH with perf.run#2. Perforated with top shot at 3540 m and bottom shot at 3552 m. POOH and L/D BHA. Prepared and RIH with BHA#5 for perf.run#3.
tightWell: 0
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued RIH by gravity from 1200 m to 3392 m, WHP 79 bar. Toolstring stopped at 3392 m.
Depth:      P/U Weight:
400          3200 lbs 
800          3700 lbs
1200        4100 lbs
1600        4950 lbs
2000        5500 lbs
2400        6300 lbs
2800        6600 lbs
3200        6200 lbs

Friction factor 0,19
dTimEnd: 2015-08-13T02:05:00+02:00
dTimStart: 2015-08-13T00:00:00+02:00
md: 3392
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH with tractor activated from 3392 m to 3610 m. Average running speed 15 m/min.
dTimEnd: 2015-08-13T02:30:00+02:00
dTimStart: 2015-08-13T02:05:00+02:00
md: 3610
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed 3 orientation passes from 3610 m - 3450 m. Used tractor when RIH
dTimEnd: 2015-08-13T03:50:00+02:00
dTimStart: 2015-08-13T02:30:00+02:00
md: 3610
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across interval 3610 - 3450 m. Positioned gun with top shot at 3540 m and bottom shot at 3552 m. WHP 79 bar. BHP: 285.5
dTimEnd: 2015-08-13T05:05:00+02:00
dTimStart: 2015-08-13T03:50:00+02:00
md: 3552
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Perforated well in interval 3540 m to 3552 m. WHP increased to 82,5 bar and BHP increased to 289 bar.
dTimEnd: 2015-08-13T05:10:00+02:00
dTimStart: 2015-08-13T05:05:00+02:00
md: 3540
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH with perf.run#2 from 3540 m to surface at 30 m/min.
dTimEnd: 2015-08-13T06:00:00+02:00
dTimStart: 2015-08-13T05:10:00+02:00
md: 3300
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Continued POOH to surface.
dTimEnd: 2015-08-13T07:45:00+02:00
dTimStart: 2015-08-13T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: OOH, closed SV and HMV. Inflow tested HMV. SIWHP 81 bar.
dTimEnd: 2015-08-13T08:25:00+02:00
dTimStart: 2015-08-13T07:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Bled of pressure in lubricator and purged R/U with N2 to closed drain.
dTimEnd: 2015-08-13T09:40:00+02:00
dTimStart: 2015-08-13T08:25:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Disconnected lubricator and L/D BHA #4 (3 1/8'' tractor and 4 1/2'' perf.guns). All shots fired.
dTimEnd: 2015-08-13T11:20:00+02:00
dTimStart: 2015-08-13T09:40:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Spooled out cable. Altus tractor checked BHA components.
dTimEnd: 2015-08-13T13:20:00+02:00
dTimStart: 2015-08-13T11:20:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Built new cable head. Performed torsion test on cable: Had more than 10 turns, cable OK.
dTimEnd: 2015-08-13T15:25:00+02:00
dTimStart: 2015-08-13T13:20:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Function tested BHA on deck, had some problems with telemetri. Altus not able to communicate with tractor.
dTimEnd: 2015-08-13T16:00:00+02:00
dTimStart: 2015-08-13T15:25:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Altus tractor troubleshoted communication problems with tractor.  Altus tractor re-started surface equipment and function tested OK.
dTimEnd: 2015-08-13T18:00:00+02:00
dTimStart: 2015-08-13T16:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Tested toolstring for perf.run#3 and checked equipment according to Schlumberger check list.
dTimEnd: 2015-08-13T20:00:00+02:00
dTimStart: 2015-08-13T18:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed TBT for M/U BHA#5 for perf.run#3
dTimEnd: 2015-08-13T20:15:00+02:00
dTimStart: 2015-08-13T20:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: M/U BHA#5 for perf.run#3. Added 30 liter Ramex and 50/50 MEG.
dTimEnd: 2015-08-13T21:15:00+02:00
dTimStart: 2015-08-13T20:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Leak tested QTS to 20/345 bar 5/10 min. Equlized SV and HMV using MEG. WHP 83 bar.
dTimEnd: 2015-08-13T21:50:00+02:00
dTimStart: 2015-08-13T21:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/BHA#5 (3 1/8'' tractor and 4 1/2'' perf.guns) by gravity from surface to 2800m.
dTimEnd: 2015-08-14T00:00:00+02:00
dTimStart: 2015-08-13T21:50:00+02:00
md: 2800
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: