Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2016-07-26T00:00:00+02:00 to 2016-07-27T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-27T00:00:00+02:00
dTimDiaHoleStart: 2016-07-08T11:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - RIH and install RTTS plug above perforations at 143 m
- Evaluate situation
hpht: 0
md: -999.99
mdCsgLast: 1368.4
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2894
presTestType: formation integrity test
reportNo: 19
ropCurrent: -999.99
sum24Hr: - Displaced annulus behind 13 3/8" casing to SW
- Placed 400m cement in annulus between 13 3/8" - and 20" casing
- Placed 100m cement on top of EZSV plug
- WOC. Meanwhile: Performed rig maintenance and PMs
- Attempted to pressure test cement plug
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued M/U pump-in stand.
dTimEnd: 2016-07-26T00:30:00+02:00
dTimStart: 2016-07-26T00:00:00+02:00
md: 767
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Continued RIH from 767 mMD to 807 mMD.
dTimEnd: 2016-07-26T00:45:00+02:00
dTimStart: 2016-07-26T00:30:00+02:00
md: 807
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: M/U pump-in stand.
M/U TDS, took up/down weight 94/88 ton. Washed top of EZSV 1000 lpm / 5 bar.
Stung into EZSV plug at 811 mMD. Sat down 10 ton.
dTimEnd: 2016-07-26T01:15:00+02:00
dTimStart: 2016-07-26T00:45:00+02:00
md: 811
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Closed UPR and lined-up for displacing annulus to SW.
Pumped 20m3 hi-vis pill followed by SW. Max gas peak 5%, max H2S peak 4ppm in gas trap, no H2S measured in air. 
Stopped pumping when clean SW in returns and gas readings decreased below 2%, totally pumped 140m3 SW.
Meanwhile: Performed TBT for cement job. Tested dump line.
dTimEnd: 2016-07-26T04:30:00+02:00
dTimStart: 2016-07-26T01:15:00+02:00
md: 811
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Opened BOP.
Lined up to TT and flowchecked well for 10 min, static.
dTimEnd: 2016-07-26T04:45:00+02:00
dTimStart: 2016-07-26T04:30:00+02:00
md: 811
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed cement hose.
Meanwhile: Prepared to pump wash pill.
dTimEnd: 2016-07-26T05:00:00+02:00
dTimStart: 2016-07-26T04:45:00+02:00
md: 808
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped 20 m3 of wash pill, 1200 l/min/ 13 bar.
Mixed and pumped 35 m3 of 1,95 SG cement slurry, 580 lpm / 15 bar. Full returns.
Displaced cement down drill string with 11 m3 FW at 1200 lpm. Pressure increased from 17 bar to 61 bar during displacement.
dTimEnd: 2016-07-26T06:45:00+02:00
dTimStart: 2016-07-26T05:00:00+02:00
md: 808
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Stung out of EZSV plug and picked up 2,5 m above the plug.
Mixed and pumped 7,7 m3 1,95 SG cement slurry, 600 lpm / 15 bar.
Displaced cement with 7 m3 FW, using cement pump, 1000 lpm / 15 bar.
dTimEnd: 2016-07-26T07:15:00+02:00
dTimStart: 2016-07-26T06:45:00+02:00
md: 808
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed cement hose and L/O cement stand.
dTimEnd: 2016-07-26T07:45:00+02:00
dTimStart: 2016-07-26T07:15:00+02:00
md: 808
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH 2 stands to 700 mMD. Installed sponge ball.
Circulated 1 x B/U, 3500 lpm/ 32 bar at 50 rpm. Max gas 9%, 5 ppm H2S in gas trap at B/U. No H2S measured in air.
Dumped returns when clean SW at shakers.
dTimEnd: 2016-07-26T09:00:00+02:00
dTimStart: 2016-07-26T07:45:00+02:00
md: 700
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Disconnected TDS.
POOH w/ EZSV RT on 5 1/2"  DP from 700 mMD to 80 mMD. Avg. tripping speed 620 m/hr.
dTimEnd: 2016-07-26T10:00:00+02:00
dTimStart: 2016-07-26T09:00:00+02:00
md: 80
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Removed PS-21 slips and installed master bushing
dTimEnd: 2016-07-26T10:15:00+02:00
dTimStart: 2016-07-26T10:00:00+02:00
md: 80
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH from 80 mMD to surface, using manual slips.
dTimEnd: 2016-07-26T10:30:00+02:00
dTimStart: 2016-07-26T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Removed springs from EZSV RT, B/O and L/D same.
P/U cement stand. B/O and L/D 2 pup joints and pump-in sub.
dTimEnd: 2016-07-26T11:00:00+02:00
dTimStart: 2016-07-26T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: WOC
Meanwhile: P/U Wellbore fishing assembly. B/O and L/O XO and jetting sub.
dTimEnd: 2016-07-26T11:45:00+02:00
dTimStart: 2016-07-26T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC
Meanwhile:
Function tested shear ram.
RIH with jetting sub, spaced out and function tested all BOP rams.
M/U to TDS and jetted BOP 3 x passes.
POOH with jet sub.
dTimEnd: 2016-07-26T12:15:00+02:00
dTimStart: 2016-07-26T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC
Meanwhile:
Isolated drilling equipment and performed maintenance.
Pressure tested AFT PRS Hyd hoses.
Performed PMs and inspections on FWD PRS
Performed PMs on TDS traveling equipment
Prepared equipment for changing out PRS wires.
dTimEnd: 2016-07-26T19:00:00+02:00
dTimStart: 2016-07-26T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC
Meanwhile:
Continued performing rig maintenance.
Performed PMs and inspections on FWD PRS.
Performed PMs on foxhole.
Megger tested TDS from switch board room.
Removed pop off on stand pipe manifold and pressure tested stand pipe drag chain hoses to 520 bar.
Prepared for N/D diverter and BOP
dTimEnd: 2016-07-27T00:00:00+02:00
dTimStart: 2016-07-26T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
Lithology and shows: