Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-01-25T00:00:00+01:00 to 2014-01-26T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-26T00:00:00+01:00
dTimDiaHoleStart: 2014-01-25T11:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pressure test wireline rig up.
RIH w/ run #1 and set EVO plug in 7" liner.
POOH and L/D  toolstring #1.
Pressure test EVO plug to 340 bar.
M/U and RIH with run #2, punch tubing and POOH.
Reverse circulate annulus and 7" tubing to kill mud.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
sum24Hr: Took over well F-1 B from production 11:00 hrs.
R/U wireline pressure control equipment. Built cable head and prepared toolstring for run #1 (EVO plug).
tightWell: 0
tvd: 3259.9
tvdCsgLast: 3258.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-01-25T14:00:00+01:00
density: 1.37
locationSample: Reserve pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 38
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8.5
dTim: 2014-01-25T20:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Changed out drum on W/L winch after wind speed dropped below crane limit.

Meanwhile serviced TDS and fwd PRS.

Took over well F-1 B from production at 11:00 hrs.

dTimEnd: 2014-01-25T13:00:00+01:00
dTimStart: 2014-01-25T11:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Notified production department to shut in wells F-11 and F-12 as per SIMOPS procedure.

Meanwhile prepared halfmoon hatches in moonpool.
dTimEnd: 2014-01-25T14:15:00+01:00
dTimStart: 2014-01-25T13:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Received notification of wells beeing shut in at 14:20 hrs.

Removed hatch on F-1 slot and installed halfmoon hatches.
Meanwhile lifted lubricator to rigfloor.
dTimEnd: 2014-01-25T15:30:00+01:00
dTimStart: 2014-01-25T14:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Transfered operation of HMV and DHSV to AWS local control panel.
dTimEnd: 2014-01-25T16:30:00+01:00
dTimStart: 2014-01-25T15:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed TBT for rigging up W/L BOP and riser.
dTimEnd: 2014-01-25T16:45:00+01:00
dTimStart: 2014-01-25T16:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Removed Xmas tree cap. Installed short riser and W/L BOP.
Function tested W/L BOP.
dTimEnd: 2014-01-25T19:00:00+01:00
dTimStart: 2014-01-25T16:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed TBT with night shift for R/U wireline riser and lubricator.
dTimEnd: 2014-01-25T19:15:00+01:00
dTimStart: 2014-01-25T19:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: R/U wireline riser, applied double lift through rotary. M/U riser to W/L BOP.
Prepared lubricator and fed cable through same. Lifted lubricator with TDS.

Meanwhile SLB built cable head.

dTimEnd: 2014-01-25T23:30:00+01:00
dTimStart: 2014-01-25T19:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: SLB built and tested W/L toolstring (main and backup) for setting EVO plug.
dTimEnd: 2014-01-26T00:00:00+01:00
dTimStart: 2014-01-25T23:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
Lithology and shows: