Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-03T00:00:00+01:00 to 2009-02-04T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-04T00:00:00+01:00
dTimDiaHoleStart: 2009-01-27T01:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run in with PR riser from 66 m to 139 m. Land riser and lock TBC (start production). Install centralizer, boat collision stool, tensioner ring assy and tension sylinders.
hpht: 0
md: 2920
mdCsgLast: 2914.8
mdDiaHoleStart: 2971
mdPlanned: -999.99
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 17
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Waited on weather for running production riser. Untangled and disconnected guide wires. Production shut down F-4, F-5 and F-14 at 01:35 hrs. RIH with production riser from 37 to 66 m.
tightWell: 0
tvd: 2748
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather to run production riser. 

Meanwhile :
-Performed 5-yearly maintenance on choke manifold (C13 and C16)
-Cleaned lower shakers
-Installed flush joint on aft PRS
-Performed NDT on drilling equipment
-Emptied water from below BOP NT2 connector
dTimEnd: 2009-02-03T06:00:00+01:00
dTimStart: 2009-02-03T00:00:00+01:00
md: 37
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to run production riser. 

Meanwhile :
-Performed 5-yearly maintenance on choke manifold; C16
-Cleaned lower shakers
-Re-arranged the half-moon hatches in moonpool to avoid hanging up when RIH with PR
-Cleaned and backloaded lifting eyes for BOP
-Replaced hang-off supporters for flowline on XMT deck
-Cleared rig floor off flush joint elevators, cherry picker, slings etc
-Performed NDT on drilling equipment
-Errected scaffolding around moonpool hatches
dTimEnd: 2009-02-04T00:00:00+01:00
dTimStart: 2009-02-03T06:00:00+01:00
md: 37
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: