Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-06-09T00:00:00+02:00 to 2009-06-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-06-10T00:00:00+02:00
dTimDiaHoleStart: 2009-06-03T17:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: M/U and RIH with spear assembly, pull 13 3/8" casing to surface. L/D casing on deck.
hpht: 0
md: 1590
mdCsgLast: 3441
mdDiaHoleStart: 5331
mdPlanned: -999.99
mdStrengthForm: 3439
presTestType: formation integrity test
reportNo: 65
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Pulled MS-seal. L/D RT on deck with MS-seal on. Installed 13 3/8" wear bushing. RIH with 13 3/8" casing cutter to 1580m MD. Cut casing according to Smith procedure, POOH. RIH and retrieved wear bushing, L/D same on deck.
tightWell: 0
tvdCsgLast: 2654
tvdStrengthForm: 2654
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-06-09T22:00:00+02:00
density: 1.51
locationSample: Active pit
md: 1590
mudClass: oil based
presBopRating: 690
pv: 38
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 13.5
dTim: 2009-06-09T10:00:00+02:00
density: 1.51
locationSample: Active pit
md: 1590
mudClass: oil based
presBopRating: 690
pv: 39
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12.5
Pore pressure:
Survey stations:
Activities:
comments: POOH with Bull nose from 687m to surface.
dTimEnd: 2009-06-09T01:00:00+02:00
dTimStart: 2009-06-09T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Cleared rigfloor. Removed PS-30 slips. Installed master bushing. Held Tool Box Talk.
dTimEnd: 2009-06-09T01:45:00+02:00
dTimStart: 2009-06-09T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: P/U Wear Bushing Running Tool from deck. Installed same with jet sub below.
dTimEnd: 2009-06-09T02:15:00+02:00
dTimStart: 2009-06-09T01:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: RIH with WB RT on 5 1/2" HWDP / DP from surface to 140m.
dTimEnd: 2009-06-09T02:30:00+02:00
dTimStart: 2009-06-09T02:15:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Jetted Well Head / Wear Bushing. 2600 l/min, 45 bar.
dTimEnd: 2009-06-09T02:45:00+02:00
dTimStart: 2009-06-09T02:30:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Connected RT to Wear Bushing according to Vetco procedures. Needed 50 ton to pull wear bushing free.
dTimEnd: 2009-06-09T03:00:00+02:00
dTimStart: 2009-06-09T02:45:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: POOH with Wear bushing from 140m.
dTimEnd: 2009-06-09T04:00:00+02:00
dTimStart: 2009-06-09T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: B/O Wear Bushing, racked last stand. Broke Jet sub off wear bushing RT. Scormarks outside wear bushing.
dTimEnd: 2009-06-09T04:15:00+02:00
dTimStart: 2009-06-09T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Made up SRT with jet sub below. RIH to jet Well Head, pull MS-seal, jet again and POOH.
dTimEnd: 2009-06-09T06:00:00+02:00
dTimStart: 2009-06-09T04:15:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: With closed annular, pulled MS-seal. 15 ton over pull. Pulled 1,5m no pressure on choke.
dTimEnd: 2009-06-09T07:30:00+02:00
dTimStart: 2009-06-09T06:00:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Opened annular, flow checked open well, well static.
dTimEnd: 2009-06-09T07:45:00+02:00
dTimStart: 2009-06-09T07:30:00+02:00
md: 138.5
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with MS-seal from 138,5m to surface. Re-engaged RT in j-slot. Attempted to remove MS-seal from RT, no go. L/D RT and MS-seal.
dTimEnd: 2009-06-09T09:30:00+02:00
dTimStart: 2009-06-09T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U wear Bushing RT, removed old WB, installed new.
dTimEnd: 2009-06-09T10:00:00+02:00
dTimStart: 2009-06-09T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with wear bushing to 138,5m. Washed down 2775 l/min, 46 bar, 4 rpm. Set wear bushing according to Vetco procedures.
dTimEnd: 2009-06-09T11:15:00+02:00
dTimStart: 2009-06-09T10:00:00+02:00
md: 138.5
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with wear bushing RT, re-set tool and L/D on deck.
dTimEnd: 2009-06-09T12:15:00+02:00
dTimStart: 2009-06-09T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed dies in AFT AR prior to collar run. Meanwhile cleaned rigfloor after wear bushing run.
dTimEnd: 2009-06-09T13:00:00+02:00
dTimStart: 2009-06-09T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U cutting tool and tested same, knives activated at 20 strokes, 440 ltr / hrs, 10 bar. RIH 2 stands.
dTimEnd: 2009-06-09T14:00:00+02:00
dTimStart: 2009-06-09T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed from Master bushing to PS-21 slips.
dTimEnd: 2009-06-09T14:15:00+02:00
dTimStart: 2009-06-09T14:00:00+02:00
md: 80
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8" casing cutters from 80m to 1580m MD.
dTimEnd: 2009-06-09T19:00:00+02:00
dTimStart: 2009-06-09T14:15:00+02:00
md: 1580
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Took up/down weight, 116/105 ton. Free rotation weight, 110 ton, 4-6 kNm.
dTimEnd: 2009-06-09T19:15:00+02:00
dTimStart: 2009-06-09T19:00:00+02:00
md: 1580
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Tagged 13 3/8" EZSV plug, set down 3 ton, 1589,9m. MD
dTimEnd: 2009-06-09T19:30:00+02:00
dTimStart: 2009-06-09T19:15:00+02:00
md: 1590
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled 10 m. started pumps, 550 l/min, 62 bar. Stopped pumps.
dTimEnd: 2009-06-09T20:00:00+02:00
dTimStart: 2009-06-09T19:30:00+02:00
md: 1580
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Started rotation, 100 rpm, 4-6 kNm, started pumps, 540 l/min, 60 bar. After 3-4 min, observed pressure drop from 60 bar to 18-19 bar. Continued for 2-3 min. Stopped rotation and pumps. Flow checked.
dTimEnd: 2009-06-09T20:30:00+02:00
dTimStart: 2009-06-09T20:00:00+02:00
md: 1580
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled 1,5m started pumps, 300 l/min, 18 bar. Slacked off string to 1580, took weight, 2 ton, pressure dropped to 6-8 bar.
dTimEnd: 2009-06-09T21:00:00+02:00
dTimStart: 2009-06-09T20:30:00+02:00
md: 1580
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pumped and displaced 4,7m3 1,71 sg slug.
dTimEnd: 2009-06-09T21:15:00+02:00
dTimStart: 2009-06-09T21:00:00+02:00
md: 1580
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with 13 3/8" casing cutter from 1580m MD, to surface.
dTimEnd: 2009-06-09T23:15:00+02:00
dTimStart: 2009-06-09T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Changed saver sub in DDM.
dTimEnd: 2009-06-10T00:00:00+02:00
dTimStart: 2009-06-09T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: