Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-04-07T00:00:00+02:00 to 2013-04-08T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
daysBehind: 19.4
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-04-08T00:00:00+02:00
dTimDiaHoleStart: 2013-03-23T05:30:00+01:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run and land HPDR.
Nipple up BOP. 
hpht: 0
md: 1365
mdCsgLast: 1357.7
mdDiaHoleStart: 257
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 33
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Ran HPDR.
tightWell: 0
tvd: 1345.5
tvdCsgLast: 1334
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2013-04-08T00:00:00+02:00
density: 1.03
md: -999.99
mudClass: other
presBopRating: 345
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Made up connection between lower riser pup joint and joint #4.
Installed fairings (Anti collision protection).

Meanwhile:
Installed lifting nubbin on joint #3.
dTimEnd: 2013-04-07T01:30:00+02:00
dTimStart: 2013-04-07T00:00:00+02:00
md: 21
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran in hole with riser.
Connected guide line wires to guide ring on stress joint.
Continued to RIH with riser from 21 m to 35 m.
dTimEnd: 2013-04-07T04:30:00+02:00
dTimStart: 2013-04-07T01:30:00+02:00
md: 35
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up joint #3, removed lift nubbin and checked seal faces.
Made up connection between riser joints #3 and #4 and tested same.
Installed fairings (Anti collision protection).
RIH with riser from 35 m to 50 m.

dTimEnd: 2013-04-07T07:00:00+02:00
dTimStart: 2013-04-07T04:30:00+02:00
md: 50
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: WOW due to significant sea above 2 meter.

Meanwhile:
Worked with installation of TDS washpipe.
Prepared HPDR joints on cantilever.
dTimEnd: 2013-04-07T09:00:00+02:00
dTimStart: 2013-04-07T07:00:00+02:00
md: 50
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Picked up joint #6, removed lift nubbin and checked seal faces.
Made up connection between riser joints #6 and #3 and tested same.
Not able to obtain pressure test.
dTimEnd: 2013-04-07T12:00:00+02:00
dTimStart: 2013-04-07T09:00:00+02:00
md: 50
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke out connection between riser joints #6 and #3 and inspected same.
Found o-ring missing.
Installed o-ring in outer groove.
Made up connection between riser joints #6 and #3 and re-tested same to 35 bar, test ok.

dTimEnd: 2013-04-07T18:00:00+02:00
dTimStart: 2013-04-07T12:00:00+02:00
md: 50
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: operation failed
comments: Installed fairings (Anti collision protection).
RIH with HP drilling riser through splash zone from 50 m to 65 m.
dTimEnd: 2013-04-07T20:30:00+02:00
dTimStart: 2013-04-07T18:00:00+02:00
md: 65
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up joint #7, removed lift nubbin and checked seal faces.
Made up connection between riser joints #7 and #6 and tested same.
Not able to obtain pressure test.
dTimEnd: 2013-04-07T22:00:00+02:00
dTimStart: 2013-04-07T20:30:00+02:00
md: 65
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke out connection between riser joints #6 and #7 and inspected same.
Replaced o-ring.
dTimEnd: 2013-04-08T00:00:00+02:00
dTimStart: 2013-04-07T22:00:00+02:00
md: 65
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: operation failed
Lithology and shows: