Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2016-08-11T00:00:00+02:00 to 2016-08-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-08-12T00:00:00+02:00
dTimDiaHoleStart: 2016-07-30T04:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Finished pulling 10 3/4in csg
- RIH w/ combined EZSV/cutter assembly. Set EZSV. Cut 14in csg
- Punch below 14in csg hanger
- Set EZSV in 14in csg
- Place cement in C-annulus
hpht: 0
md: -999.99
mdCsgLast: 140.5
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2456.5
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 13
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: - Pulled w/ spear/cutter BHA
- RIH w/ spear and pulled 10 3/4in csg fish to surface
- Started pulling 10 3/4in csg (32x  joints pulled)

tightWell: 0
tvdCsgLast: 140.5
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Installed lifting sub, P/U string and set slips on casing. Released spear from fish. 
Inspected spear grapple. No signs of impact on grapple observed. Grapple in good condition
dTimEnd: 2016-08-11T01:00:00+02:00
dTimStart: 2016-08-11T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Installed C-plate and additional BX-elevator as false rotary on top of casing stump. 
Set of weight of string in BX-elevator and broke connection above. 
L/D Spear assembly  on HTS
dTimEnd: 2016-08-11T01:30:00+02:00
dTimStart: 2016-08-11T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to rearrange BHA
dTimEnd: 2016-08-11T01:45:00+02:00
dTimStart: 2016-08-11T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Rearanged spear BHA in foxhole to include 1x string stab (12in OD) above the spear grapple
dTimEnd: 2016-08-11T03:30:00+02:00
dTimStart: 2016-08-11T01:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: P/U spear assembly and M/U to DP in well center
Engaged spear to 10 3/4in csg fish
dTimEnd: 2016-08-11T04:00:00+02:00
dTimStart: 2016-08-11T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: RIH w/ 10 3/4in csg fish on spear. Released spear from the fish
dTimEnd: 2016-08-11T05:00:00+02:00
dTimStart: 2016-08-11T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Attempted to pull spear several times. Max overpull of 10t, with and without torque. No success
dTimEnd: 2016-08-11T06:30:00+02:00
dTimStart: 2016-08-11T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Engaged fish on spear. Evaluated situation. Discussed way forward. Reviewed BHA/well schematic and concluded that it was not grapple that hung off, but taper mill hung off.
Meanwhile cleared rig floor, serviced drilling equipment, removed scaffold from forward RPS
dTimEnd: 2016-08-11T09:45:00+02:00
dTimStart: 2016-08-11T06:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Released fish. Pulled gradually to 170t weight on hook (65t overpull). Observed drop on hook load to 103t indicating string free.
dTimEnd: 2016-08-11T10:30:00+02:00
dTimStart: 2016-08-11T09:45:00+02:00
md: 918.9
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: POOH w/ BHA#27 on 5,5in  DP from 910 m to 789m.
dTimEnd: 2016-08-11T11:30:00+02:00
dTimStart: 2016-08-11T10:30:00+02:00
md: 918.9
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Removed Xover and pup above drill collar. Installed bumper sub.
Inspected, cleaned and serviced grapple. Broke out Xover below spear and installed ball sub. 

dTimEnd: 2016-08-11T13:00:00+02:00
dTimStart: 2016-08-11T11:30:00+02:00
md: 789
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: R/B spear assy, L/D pup joints, P/U single
dTimEnd: 2016-08-11T13:30:00+02:00
dTimStart: 2016-08-11T13:00:00+02:00
md: 774
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Installed PS 21
dTimEnd: 2016-08-11T13:45:00+02:00
dTimStart: 2016-08-11T13:30:00+02:00
md: 774
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH from 741m w/ cutter using mud bucked to 16m
dTimEnd: 2016-08-11T14:45:00+02:00
dTimStart: 2016-08-11T13:45:00+02:00
md: 16
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Removed PS 21 and installed master bushing
dTimEnd: 2016-08-11T15:00:00+02:00
dTimStart: 2016-08-11T14:45:00+02:00
md: 16
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH w/ cutter assy. L/D same. Inspected cutter. Signes of wear on the knives. Piece of taper mill missing (size of 2-3cm)
dTimEnd: 2016-08-11T16:00:00+02:00
dTimStart: 2016-08-11T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor
dTimEnd: 2016-08-11T16:30:00+02:00
dTimStart: 2016-08-11T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: P/U and M/U spear BHA (run#28). Inspected and serviced grapple
dTimEnd: 2016-08-11T16:45:00+02:00
dTimStart: 2016-08-11T16:30:00+02:00
md: 27
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ spear assy from 27m to 108m
dTimEnd: 2016-08-11T17:00:00+02:00
dTimStart: 2016-08-11T16:45:00+02:00
md: 108
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: M/U TDS. Up /down weights 75t/71t. RIH to 144m to engage fish. Took 5 ton over pull to confirm fish engaged
Pulled to 130t on hook load. Casing free
dTimEnd: 2016-08-11T17:15:00+02:00
dTimStart: 2016-08-11T17:00:00+02:00
md: 144
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ 10 3/4in csg fish on spear until spear on surface
dTimEnd: 2016-08-11T17:45:00+02:00
dTimStart: 2016-08-11T17:15:00+02:00
md: 771
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Pulled spear assy and set casing fish in slips
dTimEnd: 2016-08-11T18:00:00+02:00
dTimStart: 2016-08-11T17:45:00+02:00
md: 771
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Released spear, inspected and R/B
dTimEnd: 2016-08-11T18:30:00+02:00
dTimStart: 2016-08-11T18:00:00+02:00
md: 771
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U handling equipment for 10 3/4in casing
dTimEnd: 2016-08-11T20:15:00+02:00
dTimStart: 2016-08-11T18:30:00+02:00
md: 771
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Broke out 10 3/4in pup joint and L/D same
dTimEnd: 2016-08-11T20:30:00+02:00
dTimStart: 2016-08-11T20:15:00+02:00
md: 769
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed FMS slips
dTimEnd: 2016-08-11T20:45:00+02:00
dTimStart: 2016-08-11T20:30:00+02:00
md: 769
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to pull 10 3/4in csg
dTimEnd: 2016-08-11T21:00:00+02:00
dTimStart: 2016-08-11T20:45:00+02:00
md: 769
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH with 10 3/4in casing from 769m to 410 m. Average 10,7 joints/hr. Max 13 joints/hr
Inspected perforated csg joint. Good flow area through perforation is observed
dTimEnd: 2016-08-12T00:00:00+02:00
dTimStart: 2016-08-11T21:00:00+02:00
md: 410
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
Lithology and shows: