Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-01-29T00:00:00+01:00 to 2009-01-30T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-01-30T00:00:00+01:00
dTimDiaHoleStart: 2009-01-27T01:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Wait on weather for running production riser. Perform general PM.
hpht: 0
md: 2920
mdCsgLast: 2914.8
mdDiaHoleStart: 2971
mdPlanned: -999.99
mdPlugTop: 2885
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 12
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Waited on weather to run production riser. Meanwhile performed general PM.
tightWell: 0
tvd: 2748
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Laid out 2nd double "D"  by simultaneous lift by block and deck crane. Laid 2nd double in port riser rack.
dTimEnd: 2009-01-29T00:30:00+01:00
dTimStart: 2009-01-29T00:00:00+01:00
md: 80
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pull out with HPDR 3rd double "C" and hung off in riser spider. Removed fairings. Removed thread protectors. Broke flange according to Vetco procedure using Bandak bolt tensioner tools. Made up handling flange type C using j-gun.
dTimEnd: 2009-01-29T02:00:00+01:00
dTimStart: 2009-01-29T00:30:00+01:00
md: 50
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Laid out 3rd double "C" by simultaneous lift by block and deck crane. Laid 3rd double in port riser rack.
dTimEnd: 2009-01-29T02:30:00+01:00
dTimStart: 2009-01-29T02:00:00+01:00
md: 50
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pull out with HPDR 4th double "B" and hung off in riser spider. Removed fairings. Removed thread protectors. Broke flange according to Vetco procedure using Bandak bolt tensioner tools. Made up handling flange type C using j-gun.
dTimEnd: 2009-01-29T04:00:00+01:00
dTimStart: 2009-01-29T02:30:00+01:00
md: 26
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Laid out 4th double "B" by simultaneous lift by block and deck crane. Laid 4th double in port riser rack.
dTimEnd: 2009-01-29T04:15:00+01:00
dTimStart: 2009-01-29T04:00:00+01:00
md: 26
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled out with HPDR 5th double "A" (singel/stress/TBC).
dTimEnd: 2009-01-29T04:45:00+01:00
dTimStart: 2009-01-29T04:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Laid out 5th double "A" by simultaneous lift by block and deck crane. Laid 5th double in port riser rack.
dTimEnd: 2009-01-29T05:30:00+01:00
dTimStart: 2009-01-29T04:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleared and tidied drillfloor and wellhead. Covered hatch on Centralizer deck. Prepeared for transferring tension cylinders to Centralizer deck.
dTimEnd: 2009-01-29T06:00:00+01:00
dTimStart: 2009-01-29T05:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited on weather to run production riser.

Meanwhile :
-Brought thension cylinders to Centralizer deck
-Replaced tension cylinders
-Changed wire on drillfoor yellow and black tugger
-Trobleshot HTS - no clear fault indication - random behaviour at w.r.t. stop point
-Performed maintenance of drawwork
-Emptied pit #5 into skips
dTimEnd: 2009-01-30T00:00:00+01:00
dTimStart: 2009-01-29T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: