Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-18T00:00:00+02:00 to 2014-04-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-19T00:00:00+02:00
dTimDiaHoleStart: 2014-04-08T18:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with perforation assy #12. Correlate and perforate interval #12 (3579 - 3588 m).
POOH, inflow test HMV and SV. L/D tool string.
Prepare and M/U perforation assy #13. RIH, correlate and perforate interval #13 (3545 - 3554 m).
POOH, inflow test HMV and SV. L/D tool string.
Test XMT valves prior to handover to production.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 57
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: M/U perforation assy #11. RIH, correlated and perforated interval #11 (3600 - 3609 m).
POOH, inflow tested HMV and SV. L/D tool string.
Prepared and M/U perforation assy #12. RIH on W/L and tractor to 3600 m. 
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: SLB prepared and tested toolstring #11.
dTimEnd: 2014-04-18T01:30:00+02:00
dTimStart: 2014-04-18T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed TBT for M/U perforation assy.
dTimEnd: 2014-04-18T01:45:00+02:00
dTimStart: 2014-04-18T01:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U BHA for perforation run #11 (interval 3600 - 3609 m). Leak tested QTS to 30/250 bar 5/10 min.
Filled riser with MEG and equalized pressure. Opened well. WHP: 53 bar
dTimEnd: 2014-04-18T03:30:00+02:00
dTimStart: 2014-04-18T01:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ perforation assy #11 (interval 3600 - 3609  m), 4,5" OD guns by gravity from surface to 3150 m. Average running speed 20 m/min.
dTimEnd: 2014-04-18T06:15:00+02:00
dTimStart: 2014-04-18T03:30:00+02:00
md: 3150
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with tractor activated from 3150 m to 3620 m. Average running speed 6 m/min.
dTimEnd: 2014-04-18T07:30:00+02:00
dTimStart: 2014-04-18T06:15:00+02:00
md: 3620
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across perforation interval #11 3600 - 3609 m.
Performed 5 passes to correlate and orient guns with tractor activated.
Positioned guns with top shot at 3600 m.
dTimEnd: 2014-04-18T09:00:00+02:00
dTimStart: 2014-04-18T07:30:00+02:00
md: 3609
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval #11 3600 - 3609 m. Lost 300 lbs tension.
dTimEnd: 2014-04-18T09:15:00+02:00
dTimStart: 2014-04-18T09:00:00+02:00
md: 3609
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3609 m to 300 m. Average pulling speed 32 m/min.
dTimEnd: 2014-04-18T11:00:00+02:00
dTimStart: 2014-04-18T09:15:00+02:00
md: 300
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Made PA announcement and shut down SLB unit. Pulled tool string into catcher.
dTimEnd: 2014-04-18T11:15:00+02:00
dTimStart: 2014-04-18T11:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Closed in well. WHP 55 bar. 
Bled pressure to closed drain. Inflow tested HMV and SV. Broke lubricator.
dTimEnd: 2014-04-18T14:15:00+02:00
dTimStart: 2014-04-18T11:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: L/D tool string on deck. All shots fired. Spooled out cable. Cut cable.
dTimEnd: 2014-04-18T15:15:00+02:00
dTimStart: 2014-04-18T14:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: SLB built new rope socket and prepared/checked tractor for perforation run #12.
dTimEnd: 2014-04-18T17:15:00+02:00
dTimStart: 2014-04-18T15:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed TBT for M/U perforation assy.
dTimEnd: 2014-04-18T17:30:00+02:00
dTimStart: 2014-04-18T17:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U BHA for run #12 (interval 3579 - 3588 m).
dTimEnd: 2014-04-18T19:00:00+02:00
dTimStart: 2014-04-18T17:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Leak tested QTS to 20/250 bar 5/10 min. Filled riser with MEG. Equalized pressure and opened well. WHP 59 bar.
dTimEnd: 2014-04-18T20:00:00+02:00
dTimStart: 2014-04-18T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ perforation assy #12 (interval 3579 - 3588 m), 4,5" OD guns by gravity from surface to 3140 m. Average running speed 17,5 m/min.
Powered up SLB unit at 300 m and function tested tractor.
dTimEnd: 2014-04-18T23:00:00+02:00
dTimStart: 2014-04-18T20:00:00+02:00
md: 3140
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with tractor activated from 3140 m to 3600 m. Average running speed 7,6 m/min.
dTimEnd: 2014-04-19T00:00:00+02:00
dTimStart: 2014-04-18T23:00:00+02:00
md: 3600
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: