Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-02-04T00:00:00+01:00 to 2008-02-05T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-02-05T00:00:00+01:00
dTimDiaHoleStart: 2008-02-02T23:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Operation proceed on F-4
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 133
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Leak tested X-mas tree connections to 30/345 bars 5/10 min. Lined up and leak tested production line 50/180 bars 5/10 min. Inflow tested LMV and HMV against BPV.
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-02-04T20:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: 3520
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-02-05T00:00:00+01:00
equivalentMudWeight: 1.03
md: 3520
readingKind: estimated
Survey stations:
Activities:
comments: Made up 2" 1502 hose to the KWV outlet. Torqued up the PWV spool outlet and the production co-flex hose.

dTimEnd: 2008-02-04T04:45:00+01:00
dTimStart: 2008-02-04T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to pressure test the production line and the X-mas tree.

dTimEnd: 2008-02-04T05:00:00+01:00
dTimStart: 2008-02-04T04:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up and flushed the lines to the X-mas tree
dTimEnd: 2008-02-04T06:00:00+01:00
dTimStart: 2008-02-04T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Completed flushing of lines to the X-mas tree.

dTimEnd: 2008-02-04T06:15:00+01:00
dTimStart: 2008-02-04T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Leak tested X-mas tree connections to 30/345 bars 5/10 min.

dTimEnd: 2008-02-04T07:00:00+01:00
dTimStart: 2008-02-04T06:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to flush X-mas tree and production flow line prior to leak test of same.

dTimEnd: 2008-02-04T07:45:00+01:00
dTimStart: 2008-02-04T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Awaited confirmation of correct torqued up flow line.

dTimEnd: 2008-02-04T09:15:00+01:00
dTimStart: 2008-02-04T07:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Checked remote panel to operate X-mas tree valves. Found too low fluid level.

dTimEnd: 2008-02-04T10:15:00+01:00
dTimStart: 2008-02-04T09:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Flushed production flow line into the separator.

dTimEnd: 2008-02-04T11:00:00+01:00
dTimStart: 2008-02-04T10:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up and leak tested production flow line 50/180 bars 5/10 min.

dTimEnd: 2008-02-04T12:30:00+01:00
dTimStart: 2008-02-04T11:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to inflow test LMV and HMV against BPV.

dTimEnd: 2008-02-04T12:45:00+01:00
dTimStart: 2008-02-04T12:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressured up to 240 bars against BPV. Inflow tested LMV and HMV, 230 bars diff.

dTimEnd: 2008-02-04T15:00:00+01:00
dTimStart: 2008-02-04T12:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to retrieve the dart and the BPV.
dTimEnd: 2008-02-04T15:15:00+01:00
dTimStart: 2008-02-04T15:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed tree cap, had to pump out same. Retrieved the dart and the BPV. Re-installed the tree cap.

dTimEnd: 2008-02-04T18:15:00+01:00
dTimStart: 2008-02-04T15:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Leak tested tree cap to 30/345 bars 5/10 min.
dTimEnd: 2008-02-04T19:00:00+01:00
dTimStart: 2008-02-04T18:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested BOT control line exit blocks for DHSV to 570bars/15 min. Measured return fluids from control line 225 ml. Removed the Co-flex support frame at the X-mas tree, and transferred to the welders shop for modification. 

Continued operation on F-4
dTimEnd: 2008-02-04T21:00:00+01:00
dTimStart: 2008-02-04T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: