Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-04-09T00:00:00+02:00 to 2013-04-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
daysBehind: 20.2
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-04-10T00:00:00+02:00
dTimDiaHoleStart: 2013-03-23T05:30:00+01:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install HPDR tensioner system.
Run and nipple up BOP.
Run wear bushing.
Pick up 17 1/2" BHA.

hpht: 0
md: 1365
mdCsgLast: 1357.7
mdDiaHoleStart: 257
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 35
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Ran HPDR and landed same.
Took overpull test of riser.
Pressure tested 20" casing and riser to 100 bar / 15 minutes.
Commenced installation of HPDR tensioner system.
tightWell: 0
tvd: 1345.5
tvdCsgLast: 1334
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2013-04-09T21:00:00+02:00
density: 1.4
locationSample: Reserve pit
md: -999.99
mudClass: oil based
presBopRating: 345
pv: 29
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 6.5
Pore pressure:
Survey stations:
Activities:
comments: Recovered riser guide funnel to surface for inspection and repair.

Meanwhile:
Worked with installation of new washpipe.

dTimEnd: 2013-04-09T03:30:00+02:00
dTimStart: 2013-04-09T00:00:00+02:00
md: 127
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Repaired broken spindle on riser guide funnel.

Meanwhile:
Worked with installation of new washpipe.

dTimEnd: 2013-04-09T06:30:00+02:00
dTimStart: 2013-04-09T03:30:00+02:00
md: 127
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Launched and installed riser guide funnel on WHH.
dTimEnd: 2013-04-09T10:30:00+02:00
dTimStart: 2013-04-09T06:30:00+02:00
md: 127
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Held pre-job meeting prior to land riser.
Came down with riser and stabilized TBC around WHH.
Released riser guide funnel from WHH.
Oriented TBC and landed same with 22 ton down weight.
dTimEnd: 2013-04-09T14:00:00+02:00
dTimStart: 2013-04-09T10:30:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: ROV installed hot stab into TBC and operated valves to lock position.
Pressured up mini reel 3000 psi / 15 min to lock TBC.
ROV operated valves into park position.
dTimEnd: 2013-04-09T16:00:00+02:00
dTimStart: 2013-04-09T14:00:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed overpull test on riser to 15 Ton.
Replaced hot stab with dummy hot stab.
dTimEnd: 2013-04-09T17:00:00+02:00
dTimStart: 2013-04-09T16:00:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to pressure test riser and 20" casing.
Rigged up cement hose and lo-torq valve on drill floor.
Attempted to pressure test lines and hose to 150 bar.
Not able to obtain line test.
dTimEnd: 2013-04-09T18:00:00+02:00
dTimStart: 2013-04-09T17:00:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Troubleshot leak in surface lines. 
Replaced lo-torq valve.
Pressure tested lines and hose to 150 bar / 10 min.
dTimEnd: 2013-04-09T19:30:00+02:00
dTimStart: 2013-04-09T18:00:00+02:00
md: 139
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Filled riser with SW and evacuated air from system.
Lined up and performed pressure test of riser and 20" casing to 100 bar / 10 min.
dTimEnd: 2013-04-09T21:00:00+02:00
dTimStart: 2013-04-09T19:30:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to rig up tensioner system.
Worked with installation of centralizer and boat collision stool.

Meanwhile:
Installed new washpipe.
dTimEnd: 2013-04-10T00:00:00+02:00
dTimStart: 2013-04-09T21:00:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: