Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-06T00:00:00+01:00 to 2013-12-07T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-07T00:00:00+01:00
dTimDiaHoleStart: 2013-12-02T15:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Performing cement job on 7" liner. Pressure test liner, set PKR and pressure test same. Circulate out excess CMT. POOH with RT and L/D same. Install VMB plug @ 600 m. Clean BOP/riser/wellhead.
hpht: 0
md: 4685
mdCsgLast: 3294.7
mdDiaHoleStart: 4685
mdPlanned: -999.99
mdStrengthForm: 3302
presTestType: formation integrity test
reportNo: 27
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Waited on weather. RIH with 7" liner on 5 1/2" DP to 3560 m. Washed with 7" liner on 5 1/2" DP to 4618 m. Reamed down with 7" liner on 5 1/2" DP to 4677 m.
tightWell: 0
tvd: 3212.3
tvdStrengthForm: 2848
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-06T23:00:00+01:00
density: 1.32
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 45
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12.5
dTim: 2013-12-06T21:00:00+01:00
density: 1.32
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 39
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather. 
Circulated and conditioned mud with 450 lpm, 50 bar prior to RIH with liner. Circulated 1x btm's up.
dTimEnd: 2013-12-06T03:45:00+01:00
dTimStart: 2013-12-06T00:00:00+01:00
md: 2889
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather. 
Lined up on trip tank and observed well.  
Broke circulation every 2 hrs.
Evaluated weather conditions 60 kt.
Prepared to start RIH with 7" liner.
dTimEnd: 2013-12-06T05:45:00+01:00
dTimStart: 2013-12-06T03:45:00+01:00
md: 2889
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather. 
Performed pre job meeting with crew prior to start RIH with 7" liner on 5 1/2" DP.
dTimEnd: 2013-12-06T06:00:00+01:00
dTimStart: 2013-12-06T05:45:00+01:00
md: 2889
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: RIH with 7" liner on 5 1/2" DP from 2889 m to 3091 m. Filled every 5th stands. Average running rate 7,5 stands/hr.
dTimEnd: 2013-12-06T07:00:00+01:00
dTimStart: 2013-12-06T06:00:00+01:00
md: 3091
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to perform derrick inspection and RIH 7" with 7" liner on 5 1/2" DP.
dTimEnd: 2013-12-06T07:15:00+01:00
dTimStart: 2013-12-06T07:00:00+01:00
md: 3091
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed Inspection of derrick and drill floor areas. Removed lose gate and post at drawworks area, and secured handrail at monkey board level.
dTimEnd: 2013-12-06T08:15:00+01:00
dTimStart: 2013-12-06T07:15:00+01:00
md: 3091
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner on 5 1/2" DP from 3091 m to 3290 m. Filled every 5th stands. Average running rate 6,5 stands/hr.
dTimEnd: 2013-12-06T09:00:00+01:00
dTimStart: 2013-12-06T08:15:00+01:00
md: 3290
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Took torque and drag readings prior to entre open hole. Establiced circulation with 450 lpm, 53 bar. Torque readings with 20 rpm, 16-20 kNm, up/down weight, 189/133 ton.
dTimEnd: 2013-12-06T09:15:00+01:00
dTimStart: 2013-12-06T09:00:00+01:00
md: 3290
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner on 5 1/2" DP from 3290 m to 3560 m. Filled every 5th stands. Average running rate 4 stands/hr. Took weight 30 ton.
Worked through area from 3561 m to 3551 with 250 lpm, 50 bar, 20 rpm, 19-22 kNm.
dTimEnd: 2013-12-06T10:45:00+01:00
dTimStart: 2013-12-06T09:15:00+01:00
md: 3560
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Washed with 7" liner on 5 1/2" DP from 3560 m to 4618 m with 250 lpm, 45 bar. Took weight 10 ton @ 4618 m. Worked string, attempted to pass no success. 
Worked through area from 3990 m to 4017 with 20 rpm, 23-27 kNm.
dTimEnd: 2013-12-06T21:15:00+01:00
dTimStart: 2013-12-06T10:45:00+01:00
md: 4618
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Reamed down with 7" liner on 5 1/2" DP from 4618 m to 4677 m with 339 lpm, 61 bar 25 rpm, 23-27 kNm.
Took up/down weight 235/120 ton.
dTimEnd: 2013-12-07T00:00:00+01:00
dTimStart: 2013-12-06T21:15:00+01:00
md: 4677
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: