Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-06-15T00:00:00+02:00 to 2009-06-16T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-06-16T00:00:00+02:00
dTimDiaHoleStart: 2009-06-03T17:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: General rigmaintenance while waiting on instructions from town.
hpht: 0
md: 0
mdCsgLast: 3441
mdDiaHoleStart: 5331
mdPlanned: -999.99
mdStrengthForm: 3439
presTestType: formation integrity test
reportNo: 71
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Cleaned rigfloor. Removed riser pulling equipment. Inspected well head. Prepared and skidded rig to F - 9. Continued with rig maintenance.
tightWell: 0
tvdCsgLast: 2654
tvdStrengthForm: 2654
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-06-15T22:00:00+02:00
density: 1.03
locationSample: Active pit
md: 0
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continue POOH with HPDR, L/D on deck.
dTimEnd: 2009-06-15T04:30:00+02:00
dTimStart: 2009-06-15T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rigfloor. Closed hatches on lower deck. Removed scaffolding. Prepared to run corrotion cap.
dTimEnd: 2009-06-15T06:00:00+02:00
dTimStart: 2009-06-15T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleared rigfloor for excess equipment. Attempted to inspect well head, lost communication with camera. 
Meanwhile performed general rig maintenance. Prepared for skidding.
dTimEnd: 2009-06-15T09:00:00+02:00
dTimStart: 2009-06-15T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Changed blower hose, cleaned shakers, pits and broke riser doubles.
Meanwhile repaired camera on ROV.
dTimEnd: 2009-06-15T13:30:00+02:00
dTimStart: 2009-06-15T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: ROV inspected Well Head with camera. 
Meanwhile continued to change blower hose and general cleaning.
dTimEnd: 2009-06-15T15:00:00+02:00
dTimStart: 2009-06-15T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Ran and installed corrosion cap and pumped inhibitor. Cut hose and retreived mini reel and tugger to surface.
dTimEnd: 2009-06-15T18:00:00+02:00
dTimStart: 2009-06-15T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed hatch covers in moonpool and removed bridge from cantilever to prosess module. 
***End of operation for F - 10.***
dTimEnd: 2009-06-15T19:00:00+02:00
dTimStart: 2009-06-15T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: