Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2010-09-24T00:00:00+02:00 to 2010-09-25T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2010-09-25T00:00:00+02:00
dTimDiaHoleStart: 2010-09-23T16:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with BHA #1. RD wireline pressure control equipment and hand over well to Production department. Pack and prepare equipment for backload.
hpht: 0
md: -999.99
mdCsgLast: 3508
mdDiaHoleStart: 3510
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: RU wireline pressure control equipment. RIH with BHA #1 to 3400 m. Logged RST in IC mode at 0,5 m/min and in Sigma mode at 4,5 m/min from 3390 to 3230 m. Logged second IC mode pass from 3390 to 3370 m.
tightWell: 0
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Installed chiksan manifold on TKV and leak tested same to 20/100 bar for 5/10 min.
dTimEnd: 2010-09-24T01:30:00+02:00
dTimStart: 2010-09-24T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Removed XMT top cap and installed lower riser and BOP. Leak tested lower riser/BOP connections and function tested BOP. Lowered down upper riser from rig floor and stabbed riser onto BOP.
Meanwhile checked and tested RST toolstring on surface.

dTimEnd: 2010-09-24T05:00:00+02:00
dTimStart: 2010-09-24T01:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box talk and lifted up lubricator and GIH in elevator. Started to install toolstring into lubricator.
dTimEnd: 2010-09-24T06:00:00+02:00
dTimStart: 2010-09-24T05:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Continued installing toolstring into lubricator.
dTimEnd: 2010-09-24T07:45:00+02:00
dTimStart: 2010-09-24T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Waited due to broken bolt in the wheel for KWV. Mechanic attempted to chang bolt without success and found a temporary solution.
dTimEnd: 2010-09-24T09:15:00+02:00
dTimStart: 2010-09-24T07:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
comments: Leak tested rig up. 20/100 bar for 5/10 min. Opened well. WHP = 7 bar.
dTimEnd: 2010-09-24T10:00:00+02:00
dTimStart: 2010-09-24T09:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RIH with BHA#1, RST. Stopped in DHSV at 498 m.
dTimEnd: 2010-09-24T10:45:00+02:00
dTimStart: 2010-09-24T10:00:00+02:00
md: 498
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lined up AWS pump, pumped MEG into well and equalized DHSV at 39 bar.
dTimEnd: 2010-09-24T11:15:00+02:00
dTimStart: 2010-09-24T10:45:00+02:00
md: 498
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
comments: Continued RIH with BHA#2, RST to 3420 m.
dTimEnd: 2010-09-24T13:30:00+02:00
dTimStart: 2010-09-24T11:15:00+02:00
md: 3420
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Ran correlation passes. Adjusted the depth according to reference log.
dTimEnd: 2010-09-24T14:00:00+02:00
dTimStart: 2010-09-24T13:30:00+02:00
md: 3420
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Logged RST-D in IC mode from 3390 to 3230 m at 0.5 m/min.
dTimEnd: 2010-09-24T21:15:00+02:00
dTimStart: 2010-09-24T14:00:00+02:00
md: 3230
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3400 m.
dTimEnd: 2010-09-24T21:45:00+02:00
dTimStart: 2010-09-24T21:15:00+02:00
md: 3400
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Logged RST in Sigma mode from 3390 to 3230 m at 4,5 m/min.
dTimEnd: 2010-09-24T22:30:00+02:00
dTimStart: 2010-09-24T21:45:00+02:00
md: 3230
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3400 m.
dTimEnd: 2010-09-24T22:45:00+02:00
dTimStart: 2010-09-24T22:30:00+02:00
md: 3400
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Logged RST-D in IC mode from 3390 to 3370 m at 0.5 m/min.
dTimEnd: 2010-09-25T00:00:00+02:00
dTimStart: 2010-09-24T22:45:00+02:00
md: 3370
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: