Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-09-10T00:00:00+02:00 to 2008-09-11T00:00:00+02:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-09-11T00:00:00+02:00
dTimDiaHoleStart: 2008-09-06T12:00:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Remove collapsed 5½" DP jnt. Inspect involved equipment for damaged.
hpht: 0
md: 1378
mdCsgLast: 1368.4
mdDiaHoleStart: 1378
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 18
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Pressure tested BOP/HPDR against BOP test plug and closed pipe rams. 345 bars 10 mins. Leak tested BOP/HPDR/20" CSG/Shoe to 75 bars. Pressure dropped 1.6 bars over 10 mins. P/U and started to RIH w/ 17½" drilling BHA. At 695m as RIH with 5½" DP stand, top jnt collapsed, when RIH TDS. Secured/barried area.  
tightWell: 0
tvd: 1347
tvdCsgLast: 1340.4
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2008-09-11T00:00:00+02:00
density: 1.03
locationSample: Active pit
md: 1378
mudClass: water based
presBopRating: 0
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
dTim: 2008-09-10T22:00:00+02:00
density: 1.44
locationSample: Reserve pit
md: -999.99
mudClass: oil based
presBopRating: 0
pv: 22
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 5.5
dTim: 2008-09-10T10:00:00+02:00
density: 1.44
locationSample: Reserve pit
md: -999.99
mudClass: oil based
presBopRating: 0
pv: 21
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 5.5
dTim: 2008-09-10T00:00:00+02:00
density: 1.03
locationSample: Active pit
md: 1378
mudClass: water based
presBopRating: 0
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Installed and checked 5½" handling equipment.

dTimEnd: 2008-09-10T00:15:00+02:00
dTimStart: 2008-09-10T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up WBBRT and jetting sub. RIH to 139m

dTimEnd: 2008-09-10T01:45:00+02:00
dTimStart: 2008-09-10T00:15:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Jet washed the well head with 4700 lpm 57 bars reciprocated the string.

dTimEnd: 2008-09-10T02:15:00+02:00
dTimStart: 2008-09-10T01:45:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran in, latched on to Nominal Seat protector and retrieved same. Pulled back up to 139m.

dTimEnd: 2008-09-10T02:45:00+02:00
dTimStart: 2008-09-10T02:15:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Jet washed the well head with 4700 lpm 57 bars reciprocated the string.

dTimEnd: 2008-09-10T03:00:00+02:00
dTimStart: 2008-09-10T02:45:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with Nominal Seat protector and jet sub. Laid out Nominal Seat protector and jet sub.
dTimEnd: 2008-09-10T04:15:00+02:00
dTimStart: 2008-09-10T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and ran in with BOP test plug and jet sub. Installed BOP test plug at 141,7m

dTimEnd: 2008-09-10T05:00:00+02:00
dTimStart: 2008-09-10T04:15:00+02:00
md: 186
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Function tested two set of BOP Rams.

dTimEnd: 2008-09-10T05:15:00+02:00
dTimStart: 2008-09-10T05:00:00+02:00
md: 186
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Leak tested kill from cmt unit to BOP 100/345 bars  5/10 mins.

dTimEnd: 2008-09-10T05:45:00+02:00
dTimStart: 2008-09-10T05:15:00+02:00
md: 186
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Started pressure test of BOP/HPDR against BOP test plug and closed pipe rams. 20 bars 5 mins. Increased pressure to 345 bars.
dTimEnd: 2008-09-10T06:00:00+02:00
dTimStart: 2008-09-10T05:45:00+02:00
md: 186
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Pressure tested BOP/HPDR against BOP test plug and closed pipe rams. 345 bars 10 mins. Pressure drop 0.8 bars over 10 mins. Fluid pumped 500 litres, return 500 litres.

dTimEnd: 2008-09-10T06:30:00+02:00
dTimStart: 2008-09-10T06:00:00+02:00
md: 186
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: POOH with BOP plug and jet sub. Laid out same.
Parallel activity: OOH with BOP plug and jet sub. Closed BOP shear rams and leak tested 
                          BOP/HPDR/20" CSG/Shoe to 75 bars. Pressure dropped 1.6 bars over 
                          10 mins.

dTimEnd: 2008-09-10T08:45:00+02:00
dTimStart: 2008-09-10T06:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up wear bushing, RIH and installed wear bushing at 140.4 m

dTimEnd: 2008-09-10T10:00:00+02:00
dTimStart: 2008-09-10T08:45:00+02:00
md: 140.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with wear bushing RT and laid out same.

dTimEnd: 2008-09-10T11:15:00+02:00
dTimStart: 2008-09-10T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor. Checked equipment.

dTimEnd: 2008-09-10T11:45:00+02:00
dTimStart: 2008-09-10T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk, Picked up and RIH with 17½" drilling BHA, from surface to 127m.

dTimEnd: 2008-09-10T14:45:00+02:00
dTimStart: 2008-09-10T11:45:00+02:00
md: 127
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Installed auto slips. Functioned auto slips and found hydraulic leak.

dTimEnd: 2008-09-10T15:00:00+02:00
dTimStart: 2008-09-10T14:45:00+02:00
md: 127
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Repaired hydraulic leak in auto slips.

dTimEnd: 2008-09-10T16:00:00+02:00
dTimStart: 2008-09-10T15:00:00+02:00
md: 127
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Continued RIH with 17½" drilling BHA on 5½" DP from 127m to 695m. The top 5½" DP jnt was bent when hit by TDS.  Area was barried off. No dropped object.

***Operations transferred to F-99***
dTimEnd: 2008-09-10T17:14:00+02:00
dTimStart: 2008-09-10T16:00:00+02:00
md: 695
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: