Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-07-14T00:00:00+02:00 to 2008-07-15T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-07-15T00:00:00+02:00
dTimDiaHoleStart: 2008-07-10T18:00:00+02:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue drilling shoe track on 12 1/4" section. Drill 3 m new formation and take FIT. Drill 12 1/4" hole section from 1408 m to 1800 m MD.
hpht: 0
md: 1415
mdCsgLast: 1404.7
mdDiaHoleStart: 1415
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 15
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Continued MU and RIH with 12 1/4" BHA from 92 m to 140 m. RIH with 12 1/4" BHA on 5 1/2" DP from 140 m to 1307 m MDRT. Performed cut & slip. Opened ASV and checked status on burst disk on F-14.  Washed down and tagged cement at 1376.5 m MD. Drilled on cement plug/float and displaced to 1.35 sg OBM.
tightWell: 0
tvd: 1346
tvdCsgLast: 1340.3
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-07-14T02:00:00+02:00
density: 1.33
locationSample: Active pit
md: -999.99
mudClass: oil based
presBopRating: 0
pv: 26
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 3
Pore pressure:
dTim: 2008-07-15T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1415
readingKind: estimated
Survey stations:
Activities:
comments: RD and LO BOP test plug assembly. Function tested shear rams and recorded parameters.

Meanwhile cleaned and cleared drill floor.
dTimEnd: 2008-07-14T02:15:00+02:00
dTimStart: 2008-07-14T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Held tool box talk with focus on manual handling of BHA. PU and MU 12 1/4" BHA from surface to 92 m.
dTimEnd: 2008-07-14T05:45:00+02:00
dTimStart: 2008-07-14T02:15:00+02:00
md: 92
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Rig shut down. Waiting on production to free electrican to re-set drill floor equipment.
dTimEnd: 2008-07-14T06:00:00+02:00
dTimStart: 2008-07-14T05:45:00+02:00
md: 92
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waiting on production to free electrican to re-set drill floor equipment.
dTimEnd: 2008-07-14T07:00:00+02:00
dTimStart: 2008-07-14T06:00:00+02:00
md: 92
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Held tool box talk with focus on manual handling of BHA. PU and MU 12 1/4" BHA from 92 m to 140 m.
dTimEnd: 2008-07-14T07:45:00+02:00
dTimStart: 2008-07-14T07:00:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held tool box meeting prior to equalizing and opening HMV on F-14.
dTimEnd: 2008-07-14T08:00:00+02:00
dTimStart: 2008-07-14T07:45:00+02:00
md: 140
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: RIH with 12 1/4" BHA on 5 1/2" DP from 140 m to 180 m. Broke off liner XO on btm of 5 1/2" DP std. Removed master bushings and installed PS21 slips. Continued to RIH with 12 1/4" BHA on 5 1/2" DP from 180 m to 987 m filling every 10 stds. 

Meanwhile equalized and opened HMV on F-14.
dTimEnd: 2008-07-14T10:45:00+02:00
dTimStart: 2008-07-14T08:00:00+02:00
md: 987
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: MU TDS and tested MWD tools at 2400 lpm / 48 bar. Removed PS21 slips and installed master bushings. Installed TIW.
dTimEnd: 2008-07-14T11:45:00+02:00
dTimStart: 2008-07-14T10:45:00+02:00
md: 987
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Performed slip and cut.
dTimEnd: 2008-07-14T14:45:00+02:00
dTimStart: 2008-07-14T11:45:00+02:00
md: 987
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Continued to perform slip and cut.
dTimEnd: 2008-07-14T15:15:00+02:00
dTimStart: 2008-07-14T14:45:00+02:00
md: 987
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Removed TIW and master bushings. Installed PS21 slips. RIH with 12 1/4" BHA on 5 1/2" DP from 987 m to 1307 m.
dTimEnd: 2008-07-14T16:45:00+02:00
dTimStart: 2008-07-14T15:15:00+02:00
md: 1307
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: MU TDS and performed choke drill. Operation transfered to F-99.
dTimEnd: 2008-07-14T17:30:00+02:00
dTimStart: 2008-07-14T16:45:00+02:00
md: 1307
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Perform choke drill.
dTimEnd: 2008-07-15T00:00:00+02:00
dTimStart: 2008-07-14T23:30:00+02:00
md: 1307
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: