Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-17T00:00:00+02:00 to 2014-04-18T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-18T00:00:00+02:00
dTimDiaHoleStart: 2014-04-08T18:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: M/U tractor and perforation guns for assy #11.
RIH, correlate and perforate interval #11 (3600 - 3609 m).
POOH, inflow test HMV/SV. L/D tool string #11.
M/U perforation assy #12.
RIH, correlate and perforate interval #12 (3579 - 3588 m).
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 56
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: POOH with perforation assy #9. Inflow tested HMV/SV. L/D tool string #9.
M/U perforation assy #10. RIH, correlated and perforated interval #10 (3640 - 3658 m).
POOH with perforation assy #10. Troubleshot blocked closed drain system.
Inflow tested HMV/SV. L/D tool string #10.
Prepared perforation assy #11.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: POOH from 1900 m to 300 m. Made PA announcement and shut down SLB unit.
dTimEnd: 2014-04-17T01:30:00+02:00
dTimStart: 2014-04-17T00:00:00+02:00
md: 300
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Pulled tools into catcher and closed in well as per procedure.
dTimEnd: 2014-04-17T02:00:00+02:00
dTimStart: 2014-04-17T01:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Inflow tested HMV and SV. Bled down into closed drain system. Purged riser with N2.
dTimEnd: 2014-04-17T04:00:00+02:00
dTimStart: 2014-04-17T02:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed TBT for L/D perforation guns.
dTimEnd: 2014-04-17T04:15:00+02:00
dTimStart: 2014-04-17T04:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke lubricator. L/D guns and tractor on deck. All guns fired.
dTimEnd: 2014-04-17T05:15:00+02:00
dTimStart: 2014-04-17T04:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Prepared tractor and guns for perforation run #10 (perforation interval 3640 - 3658 m).
dTimEnd: 2014-04-17T07:30:00+02:00
dTimStart: 2014-04-17T05:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed TBT for M/U perforation assy.
dTimEnd: 2014-04-17T07:45:00+02:00
dTimStart: 2014-04-17T07:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U BHA for run #10. Leak tested QTS to 20/250 bar 5/10 min.
Opened well, WHP 47 bar.
dTimEnd: 2014-04-17T09:15:00+02:00
dTimStart: 2014-04-17T07:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ perforation assy #10 (interval 3640 - 3658 m), 4,5" OD guns by gravity from surface to 3225 m. Average running speed 24 m/min.
dTimEnd: 2014-04-17T11:30:00+02:00
dTimStart: 2014-04-17T09:15:00+02:00
md: 3225
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with tractor activated from 3225 m to 3680 m. Average running speed 7,5 m/min.
dTimEnd: 2014-04-17T12:30:00+02:00
dTimStart: 2014-04-17T11:30:00+02:00
md: 3680
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across perforation interval #10 3640 - 3658 m.
Performed 5 passes to correlate and orient guns.
Positioned guns with top shot at 3640 m.
dTimEnd: 2014-04-17T14:00:00+02:00
dTimStart: 2014-04-17T12:30:00+02:00
md: 3658
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval 3640 - 3658 m. Lost 400 lbs tension.
dTimEnd: 2014-04-17T14:15:00+02:00
dTimStart: 2014-04-17T14:00:00+02:00
md: 3658
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3658 m to 300 m. Shut down SLB unit.
dTimEnd: 2014-04-17T16:30:00+02:00
dTimStart: 2014-04-17T14:15:00+02:00
md: 300
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Pulled tool string into catcher. Closed well in and bled down pressure to closed drain. WHP 49,3 bar.
dTimEnd: 2014-04-17T17:15:00+02:00
dTimStart: 2014-04-17T16:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Transfer pump on closed drain system tripped. Production department troubleshot and flushed system with hot water to dissolve grease.

Meanwhile performed TBT for L/D perforation assy #10.
dTimEnd: 2014-04-17T21:45:00+02:00
dTimStart: 2014-04-17T17:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Bled down pressure in XMT cross to 5 bar. Inflow tested HMV and SV.
dTimEnd: 2014-04-17T22:15:00+02:00
dTimStart: 2014-04-17T21:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke lubricator. L/D tool string #10.
dTimEnd: 2014-04-17T23:00:00+02:00
dTimStart: 2014-04-17T22:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: SLB prepared and tested tractor for perforation run #11 (interval 3600 - 3609 m).
dTimEnd: 2014-04-18T00:00:00+02:00
dTimStart: 2014-04-17T23:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: