Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-07-27T00:00:00+02:00 to 2008-07-28T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-07-28T00:00:00+02:00
dTimDiaHoleStart: 2008-07-25T21:15:00+02:00
diaHole: 8.5
distDrill: 32
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 8½" BHA from 1844m to 3292m and continue drilling 8½ hole to 3600m

hpht: 0
md: 3292
mdCsgLast: 2921
mdDiaHoleStart: 2930
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 28
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: POOH with 8½" BHA and changed with back-up. RIH with new 8½" BHA, from surface to 1844m.

tightWell: 0
tvd: 2915
tvdCsgLast: 2608.6
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-07-27T04:00:00+02:00
density: 1.45
locationSample: Flowline
md: 3292
mudClass: oil based
presBopRating: 345
pv: 27
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10
dTim: 2008-07-27T22:00:00+02:00
density: 1.46
locationSample: Active pit
md: 3293
mudClass: oil based
presBopRating: 345
pv: 24
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 12.5
dTim: 2008-07-27T15:00:00+02:00
density: 1.46
locationSample: Active pit
md: 3293
mudClass: oil based
presBopRating: 345
pv: 25
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 11.5
Pore pressure:
dTim: 2008-07-28T00:00:00+02:00
equivalentMudWeight: 1.28
md: 3292.5
readingKind: estimated
Survey stations:
Activities:
comments: Continued to drill 8½" hole from 3260m to 3293m. Drilling parameters: Flow 2100 lpm / SPP 240-260 bars / String RPM 130-150 Bit 290-310 / WOB 4-6 MT / TQ 22-27 kNm / ROP 7-25m/hour / ECD 1.569-1.582 SG / MUD weight 1.45 SG.
Took survey after connection. Down linked tool. Poor response from Xceed. 
Parallel operation: Made up 7" liner in stands and racked back in derrick.
dTimEnd: 2008-07-27T02:45:00+02:00
dTimStart: 2008-07-27T00:00:00+02:00
md: 3292
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Poor response from Xceed. Unable to keep well path. Discussed situation with Geologist in town and concluded to POOH and change BHA.
dTimEnd: 2008-07-27T03:30:00+02:00
dTimStart: 2008-07-27T02:45:00+02:00
md: 3280
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Pulled back one stand and circulated well clean and 2100 lpm 230 bars. Reciprocated the string. 
Parallel operation: Made up 7" liner in stands and racked back in derrick. Total in derrick 9 stds.

dTimEnd: 2008-07-27T06:00:00+02:00
dTimStart: 2008-07-27T03:30:00+02:00
md: 3240
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: equipment failure
comments: Flow checked well, well static.

dTimEnd: 2008-07-27T06:15:00+02:00
dTimStart: 2008-07-27T06:00:00+02:00
md: 3240
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Commenced to POOH with 8½" BHA wet.

dTimEnd: 2008-07-27T07:00:00+02:00
dTimStart: 2008-07-27T06:15:00+02:00
md: 3157
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: M/U TDS and down linked the LWD tools.

dTimEnd: 2008-07-27T07:45:00+02:00
dTimStart: 2008-07-27T07:00:00+02:00
md: 3157
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Lined up to trip tank & flow checked well on trip tank, well static.

dTimEnd: 2008-07-27T08:15:00+02:00
dTimStart: 2008-07-27T07:45:00+02:00
md: 3157
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Pumped 10 m3 slug 1.65 SG.

dTimEnd: 2008-07-27T08:45:00+02:00
dTimStart: 2008-07-27T08:15:00+02:00
md: 3157
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Continued POOH with 8½" BHA from 3157m to 2914m, no restrictions seen when pulling into shoe.

dTimEnd: 2008-07-27T09:45:00+02:00
dTimStart: 2008-07-27T08:45:00+02:00
md: 2914
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Flow checked well on trip tank, well static. Meanwhile service TDS.

dTimEnd: 2008-07-27T10:15:00+02:00
dTimStart: 2008-07-27T09:45:00+02:00
md: 2914
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Continued POOH with 8½" BHA from 2914m to 1340m on 5½" DP. Trip time 700 m/hour.

dTimEnd: 2008-07-27T12:30:00+02:00
dTimStart: 2008-07-27T10:15:00+02:00
md: 1340
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Changed to 5" handling gear.

dTimEnd: 2008-07-27T12:45:00+02:00
dTimStart: 2008-07-27T12:30:00+02:00
md: 1340
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Continued POOH with 8½" BHA from 1340m to 140m on 5" DP. Trip time 600 m/hour.

dTimEnd: 2008-07-27T14:45:00+02:00
dTimStart: 2008-07-27T12:45:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Flow checked well, well static. Meanwhile held tool box talk prior to L/O BHA.

dTimEnd: 2008-07-27T15:00:00+02:00
dTimStart: 2008-07-27T14:45:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Cleaned around rotary table.

dTimEnd: 2008-07-27T15:15:00+02:00
dTimStart: 2008-07-27T15:00:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Changed to master bushing & checked PRS dies.

dTimEnd: 2008-07-27T15:45:00+02:00
dTimStart: 2008-07-27T15:15:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: POOH with 8 1/2" BHA from 140m to 61m.

dTimEnd: 2008-07-27T16:15:00+02:00
dTimStart: 2008-07-27T15:45:00+02:00
md: 61
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Removed radioactive source from BHA.

dTimEnd: 2008-07-27T16:45:00+02:00
dTimStart: 2008-07-27T16:15:00+02:00
md: 61
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Continued L/O BHA from 61m to surface.

dTimEnd: 2008-07-27T18:45:00+02:00
dTimStart: 2008-07-27T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Inspected bit & Xceed tool, decided to run back-up bit.
dTimEnd: 2008-07-27T19:00:00+02:00
dTimStart: 2008-07-27T18:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Held tool box talk and checked equipment.

dTimEnd: 2008-07-27T19:30:00+02:00
dTimStart: 2008-07-27T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Laid out Xceed and BHA components.

dTimEnd: 2008-07-27T20:00:00+02:00
dTimStart: 2008-07-27T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Picked up and made up new 8½" BHA. RIH from surface to 42m.

dTimEnd: 2008-07-27T22:30:00+02:00
dTimStart: 2008-07-27T20:00:00+02:00
md: 42
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Held tool box talk and erected barriers prior to handling radio active source.

dTimEnd: 2008-07-27T22:45:00+02:00
dTimStart: 2008-07-27T22:30:00+02:00
md: 42
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Pulled BHA back to Ecoscope and inserted radioactive source. Ran back in to 42m.

dTimEnd: 2008-07-27T23:00:00+02:00
dTimStart: 2008-07-27T22:45:00+02:00
md: 42
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Changed out handling gear from 5½" to 5".

dTimEnd: 2008-07-27T23:15:00+02:00
dTimStart: 2008-07-27T23:00:00+02:00
md: 42
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
comments: Continued RIH with 8½"BHA from derrick 5" HWDP from 42m to 99m. Checked Totco ring.

dTimEnd: 2008-07-28T00:00:00+02:00
dTimStart: 2008-07-27T23:15:00+02:00
md: 99
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: equipment failure
Lithology and shows: