Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-07T00:00:00+02:00 to 2014-04-08T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-08T00:00:00+02:00
dTimDiaHoleStart: 2014-04-07T05:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Inflow test LMV and HMV. Remove tree cap. Retrieve dart and BPV. Reinstall and test tree cap. Commisioning X-mas tree and rigging up WL equipment.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 46
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: N/D BOP and parked same on BOP carrier. N/D high pressure riser and L/D same. Started to terminate control lines. Installed spacer spool. Instaled x-mas tree and flow line. Performed 3D surveyor for correct position of x-mas tree.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-04-07T21:00:00+02:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: N/D BOP and parked same on BOP carrier.
Started production as per yellow Simops.
dTimEnd: 2014-04-07T03:45:00+02:00
dTimStart: 2014-04-07T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to N/D high pressure riser.
dTimEnd: 2014-04-07T04:00:00+02:00
dTimStart: 2014-04-07T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: N/D high pressure riser and L/D same.
dTimEnd: 2014-04-07T05:30:00+02:00
dTimStart: 2014-04-07T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Started to terminate control lines.
dTimEnd: 2014-04-07T06:00:00+02:00
dTimStart: 2014-04-07T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Terminate control lines.
Meanwhile break out 7" csg swedge and X-O.
Repaired leak on forw PRS.
dTimEnd: 2014-04-07T09:00:00+02:00
dTimStart: 2014-04-07T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed spacer spool. GE pressure tested between V-63 and BT seal to 35 bar. 
Slumburger checked electric lines. GE pressure tested void and control line exits to 30/345 bar, 5/10 min. 
Meanwhile perform pre-job meeting for heavy lift.
dTimEnd: 2014-04-07T15:30:00+02:00
dTimStart: 2014-04-07T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed hatches in moon pool.
dTimEnd: 2014-04-07T16:45:00+02:00
dTimStart: 2014-04-07T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Load shifted X-mas tree. Land off x-mas tree on well head.
dTimEnd: 2014-04-07T17:30:00+02:00
dTimStart: 2014-04-07T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed flow line.
dTimEnd: 2014-04-07T19:00:00+02:00
dTimStart: 2014-04-07T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to ongoing operations on wellhead and hatches.
dTimEnd: 2014-04-07T19:15:00+02:00
dTimStart: 2014-04-07T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued to install flow line on x-mas tree.
dTimEnd: 2014-04-07T22:00:00+02:00
dTimStart: 2014-04-07T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U x-mas tree clamp and pressure tested connection to 35 bar. Installed test flange on kill wing.
dTimEnd: 2014-04-07T23:15:00+02:00
dTimStart: 2014-04-07T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ramboll done 3D surveyor for correct position of x-mas tree.
Handover well to Maersk production. at 24:00 hrs.
dTimEnd: 2014-04-08T00:00:00+02:00
dTimStart: 2014-04-07T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: