Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-14T00:00:00+02:00 to 2014-04-15T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-15T00:00:00+02:00
dTimDiaHoleStart: 2014-04-08T18:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: M/U new gun assembly for run no 7. RIH with gun assembly no 7. Perforate interval no 7. POOH with gun assembly no 7, L/D. M/U new tractor assembly and gun assembly for run no 8. RIH with gun assembly no 8. Perforate interval no 8. POOH with gun assembly no 8, L/D.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 53
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RIH with perforation string no 7. to 3250 m. Worked down with tractor to 3300 m. POOH with perforation string no 7 due to unable to reach firing depth. L/D gun and tractor assembly no. 7. Observed 2 wheels missing on tractor. Installed flow line on F-1 and leak tested same. M/U tool string with 5 1/2" drift/gauge and new tractor assembly. RIH with 5 1/2" drift/gauge and tractor assembly to 3280 m.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-04-14T21:00:00+02:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: RIH with perforation string no 7. on WL with 30 m/min from 500 m to 3250 m. 

dTimEnd: 2014-04-14T02:00:00+02:00
dTimStart: 2014-04-14T00:00:00+02:00
md: 3250
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string no 7. on WL using tractor from 3250 m to 3280 m. Problems to get down with tractor. Worked down with tractor to 3300 m.
dTimEnd: 2014-04-14T05:00:00+02:00
dTimStart: 2014-04-14T02:00:00+02:00
md: 3300
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH with perforation string no 7. on WL from 3300 m to 3100 m. Observed tension spike at 4600 lbs
dTimEnd: 2014-04-14T05:15:00+02:00
dTimStart: 2014-04-14T05:00:00+02:00
md: 3100
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string no 7. on WL from 3100 m to 3220 m.
dTimEnd: 2014-04-14T05:30:00+02:00
dTimStart: 2014-04-14T05:15:00+02:00
md: 3220
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Worked down with tractor to 3260 m.
dTimEnd: 2014-04-14T06:00:00+02:00
dTimStart: 2014-04-14T05:30:00+02:00
md: 3260
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Worked down with tractor @ 3260 m.
dTimEnd: 2014-04-14T08:15:00+02:00
dTimStart: 2014-04-14T06:00:00+02:00
md: 3260
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed meeting with town to decide on plan forward.
dTimEnd: 2014-04-14T08:45:00+02:00
dTimStart: 2014-04-14T08:15:00+02:00
md: 3260
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3260 m with live perforating gun assembly no. 7 due to unable to reach firing depth.
Shut down the unit @ 300 m.
dTimEnd: 2014-04-14T11:00:00+02:00
dTimStart: 2014-04-14T08:45:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Tools in catcher. Closed SV, 36,5 bar. Closed HMW.
dTimEnd: 2014-04-14T11:15:00+02:00
dTimStart: 2014-04-14T11:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Inflow tested HMV against SIWHP, 35 bar for 10 min. Meanwhile performed pre-job meeting prior to changing out tractor and L/O guns.
dTimEnd: 2014-04-14T12:00:00+02:00
dTimStart: 2014-04-14T11:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min.
dTimEnd: 2014-04-14T12:15:00+02:00
dTimStart: 2014-04-14T12:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Broke out lubricator at QST. L/D gun and tractor assembly no. 7. Observed 2 wheels missing on tractor.
dTimEnd: 2014-04-14T15:00:00+02:00
dTimStart: 2014-04-14T12:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Installed flow line on F-1. Filled flow line with MEG. Leak tested flow line to 200 bar according to procedure. 
Simultaneously checked backup tractors. M/U tool string with 5 1/2" drift/gauge cutter and new tractor assembly. 
M/U lubricator. Tested QTS with test pump on rig floor to 20/250 bar for 5/10 min. Filled riser with MEG.
Opened DHSV, HMV and SV.
dTimEnd: 2014-04-14T19:00:00+02:00
dTimStart: 2014-04-14T15:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with 5 1/2" drift/gauge  and tractor assembly on WL with 30 m/min to 483 m.
dTimEnd: 2014-04-14T19:45:00+02:00
dTimStart: 2014-04-14T19:00:00+02:00
md: 483
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Problems to pass DHSV @ 483 m. After 5 attempt able to pass DHSV.
dTimEnd: 2014-04-14T20:15:00+02:00
dTimStart: 2014-04-14T19:45:00+02:00
md: 483
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with 5 1/2" drift/gauge and tractor assembly on WL with 30 m/min from 483 to 2930 m.
dTimEnd: 2014-04-14T22:45:00+02:00
dTimStart: 2014-04-14T20:15:00+02:00
md: 2930
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Problems to pass Mule Shoe @ 2930 m. After several attempt able to pass Mule Shoe @ 2930 m.
dTimEnd: 2014-04-14T23:15:00+02:00
dTimStart: 2014-04-14T22:45:00+02:00
md: 2930
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with 5 1/2" drift/gauge and tractor assembly on WL with 30 m/min from 2930 to 3209 m.
dTimEnd: 2014-04-14T23:45:00+02:00
dTimStart: 2014-04-14T23:15:00+02:00
md: 3209
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Started tractor and RIH with 5 1/2" drift/gauge assembly  from 3209 m to 3280 m.
dTimEnd: 2014-04-15T00:00:00+02:00
dTimStart: 2014-04-14T23:45:00+02:00
md: 3280
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: