Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2016-08-25T00:00:00+02:00 to 2016-08-26T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-08-26T00:00:00+02:00
dTimDiaHoleStart: 2016-08-14T18:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Perforate below 14in subsea csg hanger
- Ventilate C-annulus
- Set 2nd EZSV above the cut in the 14in csg. Pressure test same
- WOC
 
hpht: 0
md: -999.99
mdCsgLast: 3519
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2775
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 12
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Pulled 10 3/4in csg fish on spear
- Pulled 750m of 10 3/4in csg and L/D same
- Cut 14in csg and set EZSV in 14in csg
- RIH w/ perforating assembly
tightWell: 0
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: POOH w/ csg fish on spear. Set fish in slips. Released spear and R/B same
dTimEnd: 2016-08-25T00:45:00+02:00
dTimStart: 2016-08-25T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to R/U csg handling equipment
dTimEnd: 2016-08-25T01:00:00+02:00
dTimStart: 2016-08-25T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: R/U handling equipment for 10 3/4in  casing
dTimEnd: 2016-08-25T02:30:00+02:00
dTimStart: 2016-08-25T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to pull and L/D casing
dTimEnd: 2016-08-25T02:45:00+02:00
dTimStart: 2016-08-25T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Pull 10 3/4in casing from 730m to 410m. Average pulling speed 6,5 joints/hour, max pulling speed 9 joints/hour. Pulled 28joints totally
dTimEnd: 2016-08-25T07:00:00+02:00
dTimStart: 2016-08-25T02:45:00+02:00
md: 410
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting w/ new crew
dTimEnd: 2016-08-25T07:15:00+02:00
dTimStart: 2016-08-25T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Continued pulling 10 3/4in casing from 410m to 150m. Average pulling speed 13,3 joints/hour. Pulled 48 joints totally
dTimEnd: 2016-08-25T08:45:00+02:00
dTimStart: 2016-08-25T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Pulled FMS and installed master bushing due to low string weight
dTimEnd: 2016-08-25T09:00:00+02:00
dTimStart: 2016-08-25T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Continued to pull 10 3/4in casing from 150m to surface using manual slips and dog collar. Average pulling speed 8 joints/hour. Pulled totally 63 joints
dTimEnd: 2016-08-25T10:30:00+02:00
dTimStart: 2016-08-25T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Recovered last joint and discovered tapered mill stuck in the cut, photographed and secured prior to laying out
dTimEnd: 2016-08-25T10:45:00+02:00
dTimStart: 2016-08-25T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to R/D casing handling equipment
dTimEnd: 2016-08-25T11:00:00+02:00
dTimStart: 2016-08-25T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: R/D casing handling equipment
dTimEnd: 2016-08-25T12:00:00+02:00
dTimStart: 2016-08-25T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed drop check and greased FWD PRS, no findings. Performed drop check and greased AFT PRS, no findings
dTimEnd: 2016-08-25T13:00:00+02:00
dTimStart: 2016-08-25T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to P/U EZSV/cutter assembly (run#27)
dTimEnd: 2016-08-25T13:15:00+02:00
dTimStart: 2016-08-25T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and RIH EZSV/cutter assembly (run#27) to 14.7m
dTimEnd: 2016-08-25T14:30:00+02:00
dTimStart: 2016-08-25T13:15:00+02:00
md: 14.7
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Continued RIH w/ EZSV/cutter assembly (run#27) to 175m. Run carefully through wellhead/casing hanger area
dTimEnd: 2016-08-25T15:00:00+02:00
dTimStart: 2016-08-25T14:30:00+02:00
md: 175
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed PS21
dTimEnd: 2016-08-25T15:15:00+02:00
dTimStart: 2016-08-25T15:00:00+02:00
md: 175
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Contiuned RIH from 175m to 854m. Restricted RIH speed to 2min/std
dTimEnd: 2016-08-25T16:30:00+02:00
dTimStart: 2016-08-25T15:15:00+02:00
md: 854
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U TDS and run down to 879m, filled pipe. Washed setting area with 300 l/min - 16 bar, set EZSV  at 879m mid packer depth, tagged EZSV with 10t
dTimEnd: 2016-08-25T17:15:00+02:00
dTimStart: 2016-08-25T16:30:00+02:00
md: 879
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Positioned cutter knives at 869m
dTimEnd: 2016-08-25T17:30:00+02:00
dTimStart: 2016-08-25T17:15:00+02:00
md: 869
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Recorded parameters: 309 l/min - 18 bar, 100rpm, 1-7kNm. Cut 14in casing w/ 100rpm, 310l/min. Observed pressure drop and confirmed cut window of 20cm
dTimEnd: 2016-08-25T17:45:00+02:00
dTimStart: 2016-08-25T17:30:00+02:00
md: 869
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Lined up to trip tank and flowchecked well. Static
dTimEnd: 2016-08-25T18:00:00+02:00
dTimStart: 2016-08-25T17:45:00+02:00
md: 869
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH w/ EZSV running tool/cutter BHA (run#27) from 873m to 54m. Pulling wet using mud backet. Meanwhile carried out kick drill
dTimEnd: 2016-08-25T19:45:00+02:00
dTimStart: 2016-08-25T18:00:00+02:00
md: 54
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Retrieved drift, flow checked well. Meanwhile held prejob meeting to L/D EZSV running tool/cutting BHA (run#27)
dTimEnd: 2016-08-25T20:15:00+02:00
dTimStart: 2016-08-25T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Removed PS 21, installed master bushing
dTimEnd: 2016-08-25T20:30:00+02:00
dTimStart: 2016-08-25T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: R/B last santd of drill pipe, L/D BHA. Cleared rig floor and prepared for running guns
dTimEnd: 2016-08-25T22:00:00+02:00
dTimStart: 2016-08-25T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to P/U perforation guns (run#28)
dTimEnd: 2016-08-25T22:15:00+02:00
dTimStart: 2016-08-25T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: P/U and M/U gun assembly to 18 m
dTimEnd: 2016-08-26T00:00:00+02:00
dTimStart: 2016-08-25T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: