Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-09-17T00:00:00+02:00 to 2016-09-18T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: 3
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-18T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - N/D BOP and HP riser
- Skid cantilever to F-11 slot
- R/U WL equipment on F-11B
- BH hydrocarbons on F-11B
hpht: 0
md: -999.99
mdCsgLast: 2507.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 614
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - N/U BOP and HP riser
- Cut 13 3/8in csg
- Installed 13 3/8 in EZSV above cut and pressure tested annulus cement plug
- Set balanced cement plug on top of EZSV
- Started to N/D BOP
tightWell: 0
tvdCsgLast: 2445.8
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Installed half moon cover in moon pool
dTimEnd: 2016-09-17T00:30:00+02:00
dTimStart: 2016-09-17T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Installed and M/U HP riser
dTimEnd: 2016-09-17T01:15:00+02:00
dTimStart: 2016-09-17T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Built scaffolding in moon pool. Meanwhile serviced TDS, installed cover in wellhead level
dTimEnd: 2016-09-17T02:00:00+02:00
dTimStart: 2016-09-17T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Skidded BOP from stump to riser and landed same. Cleaned and inspected seal face
dTimEnd: 2016-09-17T02:30:00+02:00
dTimStart: 2016-09-17T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U NT2 connector and installed tension cylinder
dTimEnd: 2016-09-17T03:45:00+02:00
dTimStart: 2016-09-17T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: N/U slick joint and diverter
dTimEnd: 2016-09-17T05:00:00+02:00
dTimStart: 2016-09-17T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Alligned diverter and slick joint. M/U slick joint and removed lifting equipment from diverter. Installed elevator. Pressured up diverter system
dTimEnd: 2016-09-17T06:00:00+02:00
dTimStart: 2016-09-17T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Filled the well using trip tank. Well not static
dTimEnd: 2016-09-17T06:15:00+02:00
dTimStart: 2016-09-17T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor
dTimEnd: 2016-09-17T06:45:00+02:00
dTimStart: 2016-09-17T06:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U cutter BHA (run#38)
dTimEnd: 2016-09-17T07:00:00+02:00
dTimStart: 2016-09-17T06:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to RIH w/ cutter BHA
dTimEnd: 2016-09-17T07:15:00+02:00
dTimStart: 2016-09-17T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Changed master bushing to PS21 slips
dTimEnd: 2016-09-17T07:30:00+02:00
dTimStart: 2016-09-17T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: RIH from surface to 695m with cutter BHA (run#38). Average running speed 926 m/hour
dTimEnd: 2016-09-17T08:15:00+02:00
dTimStart: 2016-09-17T07:30:00+02:00
md: 695
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: M/U TDS and filled pipe. Took parameters: 400 l/min - 35 bar, 500 l/min - 57 bar, 600 l/min - 78 bar, 60 rpm - 1-4 kNm, 80 rpm - 1-5 kNm. Up weight 92t, down weight 88t
dTimEnd: 2016-09-17T09:00:00+02:00
dTimStart: 2016-09-17T08:15:00+02:00
md: 695
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Cut 13 3/8in casing at 724.5m. 400 l/min - 35 bar - 60 rpm - 2-7 kNm. Increased to 500 l/min - 57 bar - 80 rpm - 6-11 kNm. Observed pressure drop from 57bar down to 22 bar and torque drop to free rotation torque. P/U out of cut and observed pressure increased to 57 bar. RIH and observed pressure dropped. Measured cut of 10 cm
dTimEnd: 2016-09-17T09:30:00+02:00
dTimStart: 2016-09-17T09:00:00+02:00
md: 728
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Circulated BU at 1000 l/min - 13 bar. No gas or H2S detected from gas trap
dTimEnd: 2016-09-17T10:30:00+02:00
dTimStart: 2016-09-17T09:30:00+02:00
md: 728
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH wet from 728 m to 493 m
dTimEnd: 2016-09-17T11:00:00+02:00
dTimStart: 2016-09-17T10:30:00+02:00
md: 493
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Installed mud bucket line
dTimEnd: 2016-09-17T11:15:00+02:00
dTimStart: 2016-09-17T11:00:00+02:00
md: 493
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Continued to POOH wet from 493m to 50m. Average pulling speed 460 m/hour
dTimEnd: 2016-09-17T12:00:00+02:00
dTimStart: 2016-09-17T11:15:00+02:00
md: 50
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Changed PS21 slips to master bushing
dTimEnd: 2016-09-17T12:15:00+02:00
dTimStart: 2016-09-17T12:00:00+02:00
md: 50
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH from 50m to surface and L/D cutter BHA
dTimEnd: 2016-09-17T12:30:00+02:00
dTimStart: 2016-09-17T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting P/U 13 3/8in EZSV plug (run#39)
dTimEnd: 2016-09-17T12:45:00+02:00
dTimStart: 2016-09-17T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U 13 3/8in EZSV plug BHA (run#39), M/U and installed spring centralizer
dTimEnd: 2016-09-17T13:15:00+02:00
dTimStart: 2016-09-17T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: RIH w/ 13 3/8in EZSV plug BHA (run#39) from surface to 164m, restricted to 2 min/stand
dTimEnd: 2016-09-17T13:45:00+02:00
dTimStart: 2016-09-17T13:15:00+02:00
md: 164
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed PS21 slips
dTimEnd: 2016-09-17T14:00:00+02:00
dTimStart: 2016-09-17T13:45:00+02:00
md: 164
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ 13 3/8in EZSV plug BHA (run#39) from 164 m to 710 m restricted to 2 min/stand
dTimEnd: 2016-09-17T15:00:00+02:00
dTimStart: 2016-09-17T14:00:00+02:00
md: 710
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed PS21 slips and installed master bushing
dTimEnd: 2016-09-17T15:15:00+02:00
dTimStart: 2016-09-17T15:00:00+02:00
md: 710
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U TDS and washed from 710 m to 720 m w/ 800 l/min - 5 bar
dTimEnd: 2016-09-17T15:30:00+02:00
dTimStart: 2016-09-17T15:15:00+02:00
md: 720
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Set EZSV at 715 m bottom plug. Sheared with 24t, Tagged with 5t and released stinger with 25 turns
dTimEnd: 2016-09-17T16:00:00+02:00
dTimStart: 2016-09-17T15:30:00+02:00
md: 715
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Installed 1.5m pup and cement assy, connected hose
dTimEnd: 2016-09-17T16:30:00+02:00
dTimStart: 2016-09-17T16:00:00+02:00
md: 715
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed integrity test against lower and upper FOSV on cement assy
dTimEnd: 2016-09-17T16:45:00+02:00
dTimStart: 2016-09-17T16:30:00+02:00
md: 715
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Performed pressure test below EZSV with cement unit. Failed
dTimEnd: 2016-09-17T17:00:00+02:00
dTimStart: 2016-09-17T16:45:00+02:00
md: 715
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Closed UPR and lined up to pump down kill line at 200 l/min - 30 bar whilst holding and monitoring 5 bar pressure on the cement unit. No pressure increase observed on cement unit. Confirmed hydraulic isolation of annulus cement plug behind 13 3/8in csg
dTimEnd: 2016-09-17T17:30:00+02:00
dTimStart: 2016-09-17T17:00:00+02:00
md: 715
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Opened UPR and lined up to pump wash pill
dTimEnd: 2016-09-17T17:45:00+02:00
dTimStart: 2016-09-17T17:30:00+02:00
md: 715
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped 10m3 wash pill at 2500 l/min - 20 bar. Lined up to pump cement from cement unit
dTimEnd: 2016-09-17T18:00:00+02:00
dTimStart: 2016-09-17T17:45:00+02:00
md: 715
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Balanced cement plug (714 m - 614 m ): Mixed and pumped 7,8 m3 of 1,95 SG cement slurry, 600 l/min. Displaced the cement with 6,5 m3 of drill water. TOC 614 m
dTimEnd: 2016-09-17T18:30:00+02:00
dTimStart: 2016-09-17T18:00:00+02:00
md: 715
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: R/D cement hose and broke off cement assy. L/D same
dTimEnd: 2016-09-17T18:45:00+02:00
dTimStart: 2016-09-17T18:30:00+02:00
md: 715
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH from 715m to 550 m restricted 2min/ stand
dTimEnd: 2016-09-17T19:15:00+02:00
dTimStart: 2016-09-17T18:45:00+02:00
md: 550
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed sponge ball. Pumped sponge ball w/ 1800 l/min - 10 bar - 50 rpm
dTimEnd: 2016-09-17T20:00:00+02:00
dTimStart: 2016-09-17T19:15:00+02:00
md: 550
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Broke off TDS. Continued to POOH to 510m
dTimEnd: 2016-09-17T20:15:00+02:00
dTimStart: 2016-09-17T20:00:00+02:00
md: 550
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Opened elevator while not holding with PRS arm which resulted in loose stand of pipe in derrick. Secured stand. Checked upper PRS head
dTimEnd: 2016-09-17T21:30:00+02:00
dTimStart: 2016-09-17T20:15:00+02:00
md: 510
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Carried out TOFS
dTimEnd: 2016-09-17T21:45:00+02:00
dTimStart: 2016-09-17T21:30:00+02:00
md: 510
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Continued to POOH from 510M to 473M
dTimEnd: 2016-09-17T22:00:00+02:00
dTimStart: 2016-09-17T21:45:00+02:00
md: 473
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed BOP wash tool. Washed BOP w/ 1400 l/min - 12 bar 10 rpm. Performed 3x passed, functioned BOP and performed another 3x passed. L/D wash tool
dTimEnd: 2016-09-17T23:15:00+02:00
dTimStart: 2016-09-17T22:00:00+02:00
md: 473
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH from 473 m to 30 m. P/U single from HTS
dTimEnd: 2016-09-17T23:45:00+02:00
dTimStart: 2016-09-17T23:15:00+02:00
md: 30
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Inspected and L/D EZSV running tool
dTimEnd: 2016-09-18T00:00:00+02:00
dTimStart: 2016-09-17T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
Lithology and shows: