Daily Drilling Report
Well: NO 15/9-F-7
Report period: 2007-09-29T00:00:00+02:00 to 2007-09-30T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-05-01T00:00:00+02:00
dateDrillComplete: 2007-10-04
daysBehind: 4.1
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-09-30T00:00:00+02:00
dTimDiaHoleStart: 2007-09-21T13:45:00+02:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Complete testing of the production riser. Install the tension system. Cut the riser. Land the surface riser.
hpht: 0
md: 915
mdCsgLast: 907.7
mdDiaHoleStart: 210
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 16
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Function tested the TBC. Ran in with the production riser, landed and installed same.
tightWell: 0
tvd: 911
tvdCsgLast: 904.1
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: The riser spider were brought in to the rig floor.
dTimEnd: 2007-09-29T00:45:00+02:00
dTimStart: 2007-09-29T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Transported the riser spider to near the rotary, removed the master bushing and adapter ring. Installed the spider and hooked up hydraulic hoses and function tested same.

dTimEnd: 2007-09-29T01:45:00+02:00
dTimStart: 2007-09-29T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up TBC and stress joint and landed of in the spider.
dTimEnd: 2007-09-29T02:30:00+02:00
dTimStart: 2007-09-29T01:45:00+02:00
md: 12
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up double riser number 1 and made up same. Riser was ran to a convenient height, for function testing of TBC in Moonpool area.
dTimEnd: 2007-09-29T04:00:00+02:00
dTimStart: 2007-09-29T02:30:00+02:00
md: 15
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Vetco performed function test of the TBC according to the program.
dTimEnd: 2007-09-29T06:00:00+02:00
dTimStart: 2007-09-29T04:00:00+02:00
md: 15
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Functioning test were continued of the TBC according to the program.
dTimEnd: 2007-09-29T06:30:00+02:00
dTimStart: 2007-09-29T06:00:00+02:00
md: 15
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued too make up and ran in with production risers to 26.5m
dTimEnd: 2007-09-29T07:00:00+02:00
dTimStart: 2007-09-29T06:30:00+02:00
md: 26.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk with day shift prior making up and running production riser.
dTimEnd: 2007-09-29T07:45:00+02:00
dTimStart: 2007-09-29T07:00:00+02:00
md: 26.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued too make up and ran in with production risers to 54.5 m
dTimEnd: 2007-09-29T10:30:00+02:00
dTimStart: 2007-09-29T07:45:00+02:00
md: 54.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Tension/guide wires were hooked up on the template using the ROV.
dTimEnd: 2007-09-29T11:45:00+02:00
dTimStart: 2007-09-29T10:30:00+02:00
md: 54.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued to make up and ran in with production risers to 103 m.
dTimEnd: 2007-09-29T17:30:00+02:00
dTimStart: 2007-09-29T11:45:00+02:00
md: 103
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Flanges bolt on tension joint had to be cut from 415mm to 365mm.
dTimEnd: 2007-09-29T19:00:00+02:00
dTimStart: 2007-09-29T17:30:00+02:00
md: 103
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued to make up the tension joint. Removed the riser spider and installed the master bushing. Started to run in with tension joint.
dTimEnd: 2007-09-29T21:30:00+02:00
dTimStart: 2007-09-29T19:00:00+02:00
md: 120
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Tension joint got stuck in master bushing, 20 MT down weight. Picked up riser with master bushing attached to tension joint 10cm and were able to free bushing by hammering down the master bushing. No damage to the tension joint.
dTimEnd: 2007-09-29T23:00:00+02:00
dTimStart: 2007-09-29T21:30:00+02:00
md: 120
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Tool box talk was held prior to stabbing/landing the TBC. Ran tension joint below rotary table and installed master bushing. Made up landing string to TDS. ROV removed the dust cover.
dTimEnd: 2007-09-30T00:00:00+02:00
dTimStart: 2007-09-29T23:00:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: