Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-04-22T00:00:00+02:00 to 2013-04-23T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
daysBehind: 18.9
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-04-23T00:00:00+02:00
dTimDiaHoleStart: 2013-04-13T12:30:00+02:00
diaHole: 17.5
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH 14" casing and cement same inplace.
hpht: 0
md: 2574
mdCsgLast: 1357.7
mdDiaHoleStart: 1368
mdPlanned: -999.99
mdStrengthForm: 1358
presTestType: formation integrity test
reportNo: 48
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Retrieved Seat Protector and R/U casing handling equipment. M/U 14" shoetrack and RIH 14" casing to 854 m. 
tightWell: 0
tvd: 2442
tvdCsgLast: 1334
tvdStrengthForm: 1334
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-04-22T10:00:00+02:00
density: 1.42
locationSample: Active pit
md: 2574
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 9
dTim: 2013-04-22T21:00:00+02:00
density: 1.42
locationSample: Active pit
md: 2574
mudClass: oil based
presBopRating: 345
pv: 34
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 9
Pore pressure:
Survey stations:
Activities:
comments: Serviced and inspected drilling equipment and deisolated same.
dTimEnd: 2013-04-22T00:30:00+02:00
dTimStart: 2013-04-22T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Made up seat protector retrival tool and jet sub. RIH seat protector retrival tool to 137 m. Washed down from 137 m to 142 m with 2860 lpm, 54 bar. Engaged seat protector with 3 MT and 0.5 left hand turn.
dTimEnd: 2013-04-22T02:30:00+02:00
dTimStart: 2013-04-22T00:30:00+02:00
md: 142
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with seat protector and dressed well head with 2770 lpm, 51 bar. Layed out seat protector and running tool.
dTimEnd: 2013-04-22T04:00:00+02:00
dTimStart: 2013-04-22T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held TBT. R/U casing handling equipment
dTimEnd: 2013-04-22T06:00:00+02:00
dTimStart: 2013-04-22T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/U casing handling equipment.
dTimEnd: 2013-04-22T09:00:00+02:00
dTimStart: 2013-04-22T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held TBT. P/U 14" float shoe and installed bypass baffle. P/U and M/U Intermmediate and landing collar 14" casing joints. Tested float and RIH shoetrack to 33 m.
dTimEnd: 2013-04-22T12:00:00+02:00
dTimStart: 2013-04-22T09:00:00+02:00
md: 33
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH 14" 169.65 kg/m csg from 33 m to 327 m filling every joint with 1.42 sg OBM. Average running speed 6 jts./hr.
dTimEnd: 2013-04-22T18:00:00+02:00
dTimStart: 2013-04-22T12:00:00+02:00
md: 327
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH 14" 169.65 kg/m csg from 327 m to 854 m filling every joint with 1.42 sg OBM. Average running speed 8 jts./hr.
dTimEnd: 2013-04-23T00:00:00+02:00
dTimStart: 2013-04-22T18:00:00+02:00
md: 854
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: