Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-30T00:00:00+02:00 to 2008-07-01T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-07-01T00:00:00+02:00
dTimDiaHoleStart: 2008-06-28T08:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Commission XMT. Rig up for running WL.
hpht: 0
md: 3750
mdCsgLast: 3695
mdDiaHoleStart: 3761
mdPlanned: -999.99
mdPlugTop: 3654
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 76
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Filled coflex hose. Retieved BPV/dart. Made up chemical injection manifold to wellhead. Tested chemical injection line. Inflow tested LMV and HMV. Commissioned XMT. Meanwhile prepared for WL operations and performed rig maintenance. 
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-30T00:00:00+02:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Jacked coflex flowline hub in place and made up graylock clamp with handtools.
dTimEnd: 2008-06-30T01:00:00+02:00
dTimStart: 2008-06-30T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up bolts on graylock clamp with Hy-torq kit. Attmepted to fit support bracket shoe/clamp - observed to narrow angle/gap between support bracket and shoe/clamp. Discussed situation- decided to continue operation as modification of the shoe/clamp would be needed. Suspended flowline in 2 ea 5 MT slings/chainhoists. Removed tugger from flowline. Removed kill line on F-12 and moved to F-14. Flushed packer fluid from cement unit and displaced line to drillwater. Pulled hydraulic line from well control panel to XMT deck. Installed hatches and cover.

Meanwhile serviced TDS and drawworks.
dTimEnd: 2008-06-30T04:00:00+02:00
dTimStart: 2008-06-30T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to XMT bodytest and filling coflex flowline. Lined up cement unit. Performed line test against closed kill wing valve 30/345 bar 5 /10 min - ok. Opened kill wing valve, hydraulic master valve and manual master valve. Vented flowline on flow spool. Performed body test of XMT to 30/345 bar 5/10 min - ok. Lined up for filling coflex flowline from cement unit.
dTimEnd: 2008-06-30T06:00:00+02:00
dTimStart: 2008-06-30T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up for filling coflex flowline. Filled coflex flowline with drillwater pumping from cement unit via KWV and HWV on XMT.
dTimEnd: 2008-06-30T07:00:00+02:00
dTimStart: 2008-06-30T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held handover meeting / toolbox. Prepared for pulling dart and BPV.
dTimEnd: 2008-06-30T07:30:00+02:00
dTimStart: 2008-06-30T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up BPV retrieval rod. Pulled BPV and dart.
dTimEnd: 2008-06-30T08:00:00+02:00
dTimStart: 2008-06-30T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Transferred Well Dynamics pump to wellhead. Ran DHSV control hose from hydraulic panel in moonpool.


dTimEnd: 2008-06-30T08:30:00+02:00
dTimStart: 2008-06-30T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed line test agains KWV to 30 bar / 5 min - ok. Attempted to test coflex flowline to 99 bar. Pressured up on cement unit. Walked lines and observed leakage in production manifold system.

Meanwhile prepared for running WL.
dTimEnd: 2008-06-30T10:30:00+02:00
dTimStart: 2008-06-30T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Attached hydrualic control hoses from well control panel to DHSV exit block and HMV actuator. Made up WD chemical injection manifold on wellhead. Re-arranged WD test pump and hooked up to checmical injection mainfold. Opened KWV and HMV from local control panel.

Meanwhile prepared for running WL.
dTimEnd: 2008-06-30T13:30:00+02:00
dTimStart: 2008-06-30T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressured up tubing to 35 bar and opened DHSV. Continued to pressure up on tubing to 220 bar / (750 liters). Closed LMV and bled off pressure above to 5 bar. Observed inflow test for 10 min - ok. Pressured up chemical injection line while maintaining pressure on tubing - held test for 10 min -  ok. Equalize across LMV and opened same.

Meanwhile prepared for running WL.
dTimEnd: 2008-06-30T14:45:00+02:00
dTimStart: 2008-06-30T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Closed HMV and bled off pressure above to 5 bar. Inflow tested HMV for 10 min - ok.
dTimEnd: 2008-06-30T15:00:00+02:00
dTimStart: 2008-06-30T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Bled of tubing pressure while maintaining pressure on chemical injection line. Observed rupture disc shearing at 70 bar tubing pressure. Chemical injection line pressure stabilized at ~50 bar. Pressured up on tubing to 100 bar to confirm checmical injection check valve holding - ok.
dTimEnd: 2008-06-30T15:30:00+02:00
dTimStart: 2008-06-30T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Closed KWV, SHV and HMV. Rigged down testing equipment.
dTimEnd: 2008-06-30T15:45:00+02:00
dTimStart: 2008-06-30T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed XMT cap.
dTimEnd: 2008-06-30T16:15:00+02:00
dTimStart: 2008-06-30T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Commissioned XMT.

Meanwhile prepared for running WL : 
-Re-arranged toolcatcher
-Bulit grease injection
-Built cable head
-Checked and tested equipment

dTimEnd: 2008-07-01T00:00:00+02:00
dTimStart: 2008-06-30T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: