Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-05-10T00:00:00+02:00 to 2008-05-11T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 2.3
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-05-11T00:00:00+02:00
dTimDiaHoleStart: 2008-05-10T01:00:00+02:00
diaHole: 26
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Clean out rat hole. Pump hi-vis to clean hole. Drill new formation and displace to 1,20 sg WBM. Perform FIT.  Drill 17 1/2 hole section from 1086 m to 1500 m MD.
hpht: 0
md: 1083
mdCsgLast: 1076.9
mdDiaHoleStart: 1083
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 25
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Set nominal seat protector. Made up 17 1/2" BHA. RIH with 17 1/2" BHA and drilled 20" shoetrack.
tightWell: 0
tvd: 1082.5
tvdCsgLast: 1076.5
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-05-10T02:00:00+02:00
density: 1.03
locationSample: Active pit
md: 1083
mudClass: water based
presBopRating: 0
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
dTim: 2008-05-10T23:00:00+02:00
density: 1.03
locationSample: Active pit
md: 1048
mudClass: water based
presBopRating: 0
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-05-11T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1083
readingKind: estimated
Survey stations:
Activities:
comments: Held toolbox talk for picking up 18 3/4" test plug. Picked up jet sub and hung off in rotary. Made up 5 1/2" stand. Installed elevator tilt on bails. Made up 18 3/4" test plug.
dTimEnd: 2008-05-10T02:00:00+02:00
dTimStart: 2008-05-10T01:00:00+02:00
md: 35
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with jet sub and 18 3/4" test plug on 5 1/2 DP to 136 m MD.
dTimEnd: 2008-05-10T02:30:00+02:00
dTimStart: 2008-05-10T02:00:00+02:00
md: 136
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Stepped up pumps to 3100 lpm / SPP 30 bar. Reciprocated pipe and made 3 passes accross wellhead while pumping. Pumped a total of 46 m3 seawater.
dTimEnd: 2008-05-10T03:00:00+02:00
dTimStart: 2008-05-10T02:30:00+02:00
md: 144
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed 18 3/4" test plug in wellhead at 140,9 m MD. Flushed lines and lined up cement unit to pump in kill line on BOP. Closed BOP.
dTimEnd: 2008-05-10T03:30:00+02:00
dTimStart: 2008-05-10T03:00:00+02:00
md: 170
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested BOP connector to 20/345 bar 5/10 min. Observerd 0,61% drop on high pressure test, but trend improving with time - ok. Pumped and bled back approx 440 litres.
dTimEnd: 2008-05-10T04:45:00+02:00
dTimStart: 2008-05-10T03:30:00+02:00
md: 170
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: POOH with jet sub / 18 3/4" test plug from 170 m MD to surface. Broke out and laid down 18 3/4" test plug and jet sub. Broke out and laid down 10 3/4" Itco spear while tracing extension for link tilt.
dTimEnd: 2008-05-10T06:00:00+02:00
dTimStart: 2008-05-10T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleared and tidied drillfloor. Made up nominal seat protector to running tool.
dTimEnd: 2008-05-10T07:00:00+02:00
dTimStart: 2008-05-10T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to running nominal seat protector.
dTimEnd: 2008-05-10T07:15:00+02:00
dTimStart: 2008-05-10T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with nominal seat protector on 5 1/2" DP from surface to 140 m MD. Set nominal seat protector at 140,8 m MD according to Vecto procedure.
dTimEnd: 2008-05-10T09:00:00+02:00
dTimStart: 2008-05-10T07:15:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with nominal seat protector RT from 140 m MD to surface. Reset running tool and laid out same.
dTimEnd: 2008-05-10T10:30:00+02:00
dTimStart: 2008-05-10T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Tested zone management system / anti collison for fwd PRS, aft PRS, TDS and IR - ok.
dTimEnd: 2008-05-10T11:30:00+02:00
dTimStart: 2008-05-10T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cleared and cleaned drillfloor prior to bringing in 17 1/2" drilling BHA.
dTimEnd: 2008-05-10T11:45:00+02:00
dTimStart: 2008-05-10T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to making up 17 1/2" BHA.
dTimEnd: 2008-05-10T12:00:00+02:00
dTimStart: 2008-05-10T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Made up 17 1/2" drilling BHA comprising of Powerdrive X5, ARC, PowerPulse and SonicVison. Made up NMDC using manual tongs due to short x-over on SonicVision. Made up DC stand with hydraulic jar. Made up stand of DC. Made up 6 5/8" reg x 5 1/2" FH x-over. Made up stand of 5 1/2" HWDP.
dTimEnd: 2008-05-10T18:30:00+02:00
dTimStart: 2008-05-10T12:00:00+02:00
md: 150
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed bowl and masterbushing. Installed PS-30 automatic slips.
dTimEnd: 2008-05-10T19:00:00+02:00
dTimStart: 2008-05-10T18:30:00+02:00
md: 150
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RIH with 17 1/2" drilling BHA on 5 1/2" DP from 150 m to 1010 m MD.
dTimEnd: 2008-05-10T21:15:00+02:00
dTimStart: 2008-05-10T19:00:00+02:00
md: 1010
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Lined up mudpumps. Stepped up pumps in increments to 3100 lpm / SPP 72 bar. Routed returns through dump hose on flowline. Observed overflow in moonppol due to unfavourable distribution of dump hose. Re-arranged dump hose with ropes and managed to stop overflow. Tested MWD telemetry - ok. Washed down to 1038 m MD while rotating at 30 RPM, no drag observed.
dTimEnd: 2008-05-10T22:30:00+02:00
dTimStart: 2008-05-10T21:15:00+02:00
md: 1038
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Picked up and made up 5 1/2" DP singel to be able to drill shoetrack and ratehole without making connection. Washed down with 3100 lpm / 30 PRM and tagged firm cement at 1048 m MD.
dTimEnd: 2008-05-10T23:00:00+02:00
dTimStart: 2008-05-10T22:30:00+02:00
md: 1048
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled firm cement from 1048 m to 1050 m MD. Drilling parameters : Flow 3100 lpm / SPP 72 bar / Rotation 60 RPM / WOB 3-10 MT / Torque 5-22 kNm.
dTimEnd: 2008-05-11T00:00:00+02:00
dTimStart: 2008-05-10T23:00:00+02:00
md: 1050
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: