Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-27T00:00:00+02:00 to 2013-09-28T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-28T00:00:00+02:00
dTimDiaHoleStart: 2013-09-27T13:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install XMT and test same.
Handover well to Maersk Production for XMT hookup.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 29
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Installed BPV plug.
Nippled down BOP.
Installed spool piece.
Prepared to install XMT.
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-27T15:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: While POOH EVO plug stopped inside DHSV, jarred twice and continued to
POOH to surface. 
Laid out EVO plug and wireline tool string. 
Laid down wireline sheaves and equipment.
dTimEnd: 2013-09-27T02:45:00+02:00
dTimStart: 2013-09-27T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pressure tested line up from cement unit to drill floor to 355 bar.
Pressure tested production packer from below to 345 bar- 30 minutes.
Pumped 1201 liter, bled back 1201 liter.
Closed DHSV.
Rigged down test equipment.
dTimEnd: 2013-09-27T04:30:00+02:00
dTimStart: 2013-09-27T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held pre-job meeting. 
Disconnected tubing hanger RT by rotating 9 turns clockwise. 
POOH with 7" landing string and tubing hanger, laid out same.
dTimEnd: 2013-09-27T05:30:00+02:00
dTimStart: 2013-09-27T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigging down tubing handling and completion equipment.
dTimEnd: 2013-09-27T07:15:00+02:00
dTimStart: 2013-09-27T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up BPV running tool to 5 1/2" DP.
RIH from surface to 20,55 meter and installed BPV plug.
POOH and laid down RT.
dTimEnd: 2013-09-27T08:00:00+02:00
dTimStart: 2013-09-27T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to nipple down BOP. 
At 09:00 production was shut down. 
Rigged up handling equipment for nipple job on rigfloor. 
Nippled down diverter, pulled same to rigfloor and secured. 
Removed riser tension cylinders. 
Disconnected BOP from HP riser and skidded same to stump. 
Pulled riser to rigfloor.
dTimEnd: 2013-09-27T13:15:00+02:00
dTimStart: 2013-09-27T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Terminated wellhead control lines.
Prepared XMT.
dTimEnd: 2013-09-27T16:30:00+02:00
dTimStart: 2013-09-27T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed masterbushings and hatch in moonpool.
Ran down with spacer spool and landed same on multi-bowl.
Made up spool piece.
Tested connection to 35 / 345 bar 5 / 15 minutes.
dTimEnd: 2013-09-27T21:30:00+02:00
dTimStart: 2013-09-27T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting.
dTimEnd: 2013-09-27T21:45:00+02:00
dTimStart: 2013-09-27T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Removed F-1 hatch covers.
Lowered down flow line spool piece to well head deck.
dTimEnd: 2013-09-27T23:15:00+02:00
dTimStart: 2013-09-27T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed housekeeping and maintenance on drill floor. 
Worked with termination and test of control lines for DHSV and DHPG.
dTimEnd: 2013-09-28T00:00:00+02:00
dTimStart: 2013-09-27T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
Lithology and shows: