Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2009-07-05T00:00:00+02:00 to 2009-07-06T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
daysBehind: 3.5
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-07-06T00:00:00+02:00
dTimDiaHoleStart: 2009-07-03T04:45:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue pull out of hole with 9 5/8" liner running tool from 370 m. LD 12 1/4" from derrick and make up 8 ½" BHA while WOC. RIH with RTTS and pressure test TSP liner packer. Run in hole with 8 ½" BHA.   


Operation target tomorrow at 06:00 hrs: RIH with 8 ½" BHA. 

hpht: 0
md: 996
mdCsgLast: 996
mdDiaHoleStart: 436
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 3
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Changed hose on hydraulic power slips. Made up and ran in hole with 9 5/8" liner from 330 m to 375 m. Changed out joy stick on drillers chair. Made up and ran in hole with 9 5/8" liner from 375 m to 589 m. (Rotated liner through casing window). Installed liner hanger. RIH with 9 5/8" liner on 5 ½" landing string from 589 m to 985 m. Circulated and conditioned mud. Set liner hanger. Cemented 9 5/8" liner and set TSP liner packer. Circulated out possible excess cement and to clean landing string. Pulled out of hole with landing string from 400 m to 370 m. Continued circulating the hole clean due to water U-tube out of pipe.    
tightWell: 0
tvd: 903.3
tvdCsgLast: 881
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
dTim: 2009-07-05T10:00:00+02:00
density: 1.27
filtrateLtlp: 16
locationSample: Reserve pit
md: 0
mudClass: water based
presBopRating: 0
pv: 25
type: Soludril-N
visFunnel: -999.99
yp: 10
dTim: 2009-07-05T23:00:00+02:00
density: 1.22
locationSample: Active pit
md: 996
mudClass: water based
presBopRating: 0
pv: 18
type: KCl/Polymer/GEM
visFunnel: -999.99
yp: 10
Pore pressure:
Survey stations:
Activities:
comments: Continued to rig up 9 5/8" liner handling equipment on rig floor.
dTimEnd: 2009-07-05T00:45:00+02:00
dTimStart: 2009-07-05T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up 9 5/8" liner shoe and filled same with 1.40 sg mud and verified integrity of float - OK. Made up and ran in hole with 9 5/8" liner intermediate joint; tube-locked connection.
dTimEnd: 2009-07-05T01:30:00+02:00
dTimStart: 2009-07-05T00:45:00+02:00
md: 25
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Made up and ran in hole with float collar joint; Filled liner with 1.40 sg mud and verified integrity of float - OK. Picked up and made up first standard 9 5/8" liner joint. Tube-locked connections.
dTimEnd: 2009-07-05T02:00:00+02:00
dTimStart: 2009-07-05T01:30:00+02:00
md: 40
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran in hole with 9 5/8" liner from 40 m to 330 m. Filled every 3rd liner joint with 1, 40 sg mud.
dTimEnd: 2009-07-05T06:00:00+02:00
dTimStart: 2009-07-05T02:00:00+02:00
md: 330
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed hose on hydraulic power slips.
dTimEnd: 2009-07-05T06:30:00+02:00
dTimStart: 2009-07-05T06:00:00+02:00
md: 330
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Ran in hole with 9 5/8" liner from 330 m to 351 m. Filled every 3rd liner joint with 1.40 sg mud.
dTimEnd: 2009-07-05T07:00:00+02:00
dTimStart: 2009-07-05T06:30:00+02:00
md: 351
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held pre job meeting with crew.
dTimEnd: 2009-07-05T07:15:00+02:00
dTimStart: 2009-07-05T07:00:00+02:00
md: 351
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran in hole with 9 5/8" liner from 351 m to 375 m. Filled every 3rd liner joint with 1.40 sg mud. Unable to released draw work park bakes.
dTimEnd: 2009-07-05T07:30:00+02:00
dTimStart: 2009-07-05T07:15:00+02:00
md: 375
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Troubleshot joystick on drillers operating chair. Installed joystick from assistant drillers chair on drillers operating chair.
dTimEnd: 2009-07-05T09:45:00+02:00
dTimStart: 2009-07-05T07:30:00+02:00
md: 375
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Ran in hole with 9 5/8" liner from 375 m to 423 Filled every 3rd liner joint with 1.40 sg mud.
dTimEnd: 2009-07-05T10:15:00+02:00
dTimStart: 2009-07-05T09:45:00+02:00
md: 423
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Made up circulation swage and DP safety valve. Connected TDS. Circulated liner volume with 2000 lpm, 12 bars. BO circulation swedge and DP safety valve. Recorded weights prior to enter open hole: Up weight 94 tons, down weight 90 tons.
dTimEnd: 2009-07-05T11:15:00+02:00
dTimStart: 2009-07-05T10:15:00+02:00
md: 423
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran in hole with 9 5/8" liner from 423 m to 424, 4 m. Took weight at 424, 4 m (Casing window). Maximum set down weight 17 tons. Made several attempts to pass through window with various orientations. BO last liner joint and installed same in hydraulic mouse hole. Installed circulation swage and DP safety valve. Stabbed liner joint and circulation assembly with PRS. Made up liner joint with casing tong. Connected TDS.
dTimEnd: 2009-07-05T14:00:00+02:00
dTimStart: 2009-07-05T11:15:00+02:00
md: 424.4
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Established rotation with 5 rpm and 1-2 kNm. Ran liner through window with rotation from 424 m to 435 m. Broke out circulation swage.
dTimEnd: 2009-07-05T14:15:00+02:00
dTimStart: 2009-07-05T14:00:00+02:00
md: 435
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran in hole with 9 5/8" liner from 435 m to 589 m. Filled every 3rd liner joint with 1,40 sg mud. Filled string. Confirmed remaining liner joints on deck-OK.
dTimEnd: 2009-07-05T16:15:00+02:00
dTimStart: 2009-07-05T14:15:00+02:00
md: 589
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held pre job meeting prior to installing liner hanger.
dTimEnd: 2009-07-05T16:30:00+02:00
dTimStart: 2009-07-05T16:15:00+02:00
md: 589
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed from 9 5/8" to 5 ½" handling equipment.
dTimEnd: 2009-07-05T16:45:00+02:00
dTimStart: 2009-07-05T16:30:00+02:00
md: 589
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U 9 5/8" liner hanger assembly from deck, made up MX ball seat/dual wiper plugs to running tool. Held pre-job safety meeting with involved personnel prior to operations. M/U and RIH with liner hanger assembly, set slips and filled liner PBR with drill water. Up/down weights = 117 / 99 tons.
dTimEnd: 2009-07-05T18:15:00+02:00
dTimStart: 2009-07-05T16:45:00+02:00
md: 598
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged down casing tong.
dTimEnd: 2009-07-05T19:00:00+02:00
dTimStart: 2009-07-05T18:15:00+02:00
md: 598
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" liner on 5 ½" landing string from 598 m to 984 m; took 13 ton weight at 670 m, 722 m and 852 m.  Washed down from 984 m to 997 m. Tagged bottom with 5 tons. Picked to up weight + 1 m.
dTimEnd: 2009-07-05T21:30:00+02:00
dTimStart: 2009-07-05T19:00:00+02:00
md: 996
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Displaced well to 1, 20 sg WBM with 2090 lpm, 46 bars.
dTimEnd: 2009-07-05T22:30:00+02:00
dTimStart: 2009-07-05T21:30:00+02:00
md: 996
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: M/U cementing head and connected surface line. Broke circulation with 500 lpm / 8 bar, washed down with 9 5/8" liner string from 994 - 997 m. Took up/down weights = 132 /107 tons. Positioned 9 5/8" liner shoe at 995 m.
dTimEnd: 2009-07-05T23:15:00+02:00
dTimStart: 2009-07-05T22:30:00+02:00
md: 996
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Gradually increased pump rate to 2000 lpm / 45 bar, circulated open hole volume with 1.20 sg mud. Rotated the liner with 20 rpm and 10-19 kNm.
dTimEnd: 2009-07-06T00:00:00+02:00
dTimStart: 2009-07-05T23:15:00+02:00
md: 996
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: