Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2007-11-17T00:00:00+01:00 to 2007-11-18T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
daysBehind: .7
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-11-18T00:00:00+01:00
dTimDiaHoleStart: 2007-11-15T21:30:00+01:00
diaHole: 36
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Wait for cement to set. Release with CART tool pull same and rack back CART tool in derrick. Prepare for skidding and skid cantilever to F-15.
hpht: 0
md: 226
mdCsgLast: 220.8
mdDiaHoleStart: 144
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 3
ropCurrent: -999.99
strengthForm: 0
sum24Hr: RIH with 30" conductor from surface to 220.8m. Cemented 30" conductor. Wait for cement to set.
tightWell: 0
tvd: 226
tvdCsgLast: 220.8
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-11-17T16:00:00+01:00
density: 1.4
locationSample: Reserve pit
md: 226
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 104
yp: -999.99
dTim: 2007-11-17T13:00:00+01:00
density: 1.05
locationSample: Reserve pit
md: 200
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 121
yp: -999.99
Pore pressure:
dTim: 2007-11-18T00:00:00+01:00
equivalentMudWeight: 1.03
md: 226
readingKind: estimated
Survey stations:
Activities:
comments: POOH with 36" HO, cleaned and checked HO found in good condition. Laid out 36" HO. Simultaneously ROV/Halliburton prepared forpressure testing of the CRI hose.

dTimEnd: 2007-11-17T01:15:00+01:00
dTimStart: 2007-11-17T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed elevators, bails and installed cradles on HTS. Meanwhile operated the CRI valve.Pressure tested the CRI hose to 200bars 10 min, 47l 100bars and 65l 200bars.
dTimEnd: 2007-11-17T02:15:00+01:00
dTimStart: 2007-11-17T01:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Serviced and inspected the TDS.

dTimEnd: 2007-11-17T02:45:00+01:00
dTimStart: 2007-11-17T02:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Isolated and de-isolated TDS.
dTimEnd: 2007-11-17T03:00:00+01:00
dTimStart: 2007-11-17T02:45:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Held tool box talk prior to rig surface equipment for running conductor. Rigged up same.

dTimEnd: 2007-11-17T03:45:00+01:00
dTimStart: 2007-11-17T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk with all involved personnel prior to RIH with 30" conductor
dTimEnd: 2007-11-17T04:15:00+01:00
dTimStart: 2007-11-17T03:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up 30" conductor shoe. Installed 30" bushing and landed conductor in rotary. Filled 30" conductor with water and tested float.
dTimEnd: 2007-11-17T06:00:00+01:00
dTimStart: 2007-11-17T04:15:00+01:00
md: 8
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued to run in with 30" conductor from 8m to 84m. Tool box talk was held with day shift, prior to running in with 30" conductor.

dTimEnd: 2007-11-17T11:00:00+01:00
dTimStart: 2007-11-17T06:00:00+01:00
md: 84
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to change from 30" to 5½" handling equipment. Changed handling equipment

dTimEnd: 2007-11-17T12:45:00+01:00
dTimStart: 2007-11-17T11:00:00+01:00
md: 84
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to pick up well head housing. Commenced picking up well head housing. Lost communication to auxiliary control.

dTimEnd: 2007-11-17T13:00:00+01:00
dTimStart: 2007-11-17T12:45:00+01:00
md: 84
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Re-established communication to auxiliary control.

dTimEnd: 2007-11-17T13:15:00+01:00
dTimStart: 2007-11-17T13:00:00+01:00
md: 84
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Picked up and made up the 30" housing. Made up torque is 36 000 ft-lbs (49.000 Nm). Engage locking system with lock-plate. Secure with cap-screws. Inspect housing. Made several attempts to remove the 30" housing protector.
dTimEnd: 2007-11-17T15:30:00+01:00
dTimStart: 2007-11-17T13:15:00+01:00
md: 84
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cut of the protector of the 30" housing.

dTimEnd: 2007-11-17T16:15:00+01:00
dTimStart: 2007-11-17T15:30:00+01:00
md: 84
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Broke out housing handling tool. Laid out same. Filled the conductor with sea water to minimize the movement of the conductor.
dTimEnd: 2007-11-17T16:30:00+01:00
dTimStart: 2007-11-17T16:15:00+01:00
md: 84
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to handling of the aluminum inner string. Rigged up inner string C-Plate on top of 30" housing joint. Secure plate. Ran aluminum cement stinger. Installed the X-O for the CART.

dTimEnd: 2007-11-17T17:45:00+01:00
dTimStart: 2007-11-17T16:30:00+01:00
md: 84
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked the CART from derrick and made up to X-O. Locked CART to housing as per Vetco instruction. Installed inclinometer and handle on 2" fill up valve on CART. Simultaneously rigged up tugger in well bay area for ROV guide lines.

dTimEnd: 2007-11-17T18:45:00+01:00
dTimStart: 2007-11-17T17:45:00+01:00
md: 84
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pull test on CART tool. Removed C-plate. Ran conductor through rotary, and inserted master bushing.
dTimEnd: 2007-11-17T19:15:00+01:00
dTimStart: 2007-11-17T18:45:00+01:00
md: 84
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran in with 30" conductor on 5½" HWDP from 84m to 105m. Attached wire sling to conductor housing for pulling arrangement if need it. 

dTimEnd: 2007-11-17T20:00:00+01:00
dTimStart: 2007-11-17T19:15:00+01:00
md: 105
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued run in with 30" conductor on 5½" HWDP from 105m to 135m, well head level.

dTimEnd: 2007-11-17T21:00:00+01:00
dTimStart: 2007-11-17T20:00:00+01:00
md: 135
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Connected up to TDS and filled conductor at 900 lpm, 3,8 bars. Positive indication at shoe.

dTimEnd: 2007-11-17T21:30:00+01:00
dTimStart: 2007-11-17T21:00:00+01:00
md: 135
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran in with 30" conductor on 5½" HWDP from 135m to 147m. Entered the template.

dTimEnd: 2007-11-17T21:45:00+01:00
dTimStart: 2007-11-17T21:30:00+01:00
md: 147
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH with 30" conductor on 5½" HWDP from 147m to 220.8m.

dTimEnd: 2007-11-17T23:00:00+01:00
dTimStart: 2007-11-17T21:45:00+01:00
md: 220.8
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Made up side entry sub and made up to TDS.

dTimEnd: 2007-11-17T23:30:00+01:00
dTimStart: 2007-11-17T23:00:00+01:00
md: 220.8
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Established circulating with 2" valve open at CART tool. Hook load 110 MT. ROV confirmed returns at 2" valve. 

dTimEnd: 2007-11-18T00:00:00+01:00
dTimStart: 2007-11-17T23:30:00+01:00
md: 220.8
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: