Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-04-06T00:00:00+02:00 to 1993-04-07T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 138.9
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-04-07T00:00:00+02:00
dTimDiaHoleStart: 1993-03-26T00:00:00+01:00
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *CONT FISHING WITH ATLAS WIRELINE FOR PACKER ELEMENTS
*RIH WITH 8 1/2" MILL AND CLEAN WELL TO TOP LINER PBR
hpht: 0
md: -999.99
mdCsgLast: 4640
mdPlanned: -999.99
reportNo: 142
ropCurrent: -999.99
sum24Hr: *POOH WITH TEST TUBING AND BHA
*FOUND SLIPS, LOCKING SEGMENTS, BOLTS AND RUBBER ELEMENT MISSING FROM
 PACKER.
*RIH WITH 6,75" ELECTRO-MAGNET ON ATLAS WIRELINE TO 3191 M, POOH,
 RECOVERED 1 EA SLIPS, 1 EA LOCKING SEGMENT AND 1 EA CUP IRON JUNK.
*RIH WITH WITH 6,75" ELECTRO-MAGNET ON ATLAS WIRELINE TO 3191 M
 POOH TO 300 M
tightWell: 0
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-04-06T06:00:00+02:00
density: 1.15
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: BRINE
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: CONT POOH WITH TEST TUBING, HAD PROBLEMS WITH STRING HANGING UP FROM 4170 TO 3900 M, WORKED PIPE UP AND DOWN SEVERAL TIMES TO FREE PIPE. MAX OVERPULL 25 MT, NO INDICATION OF STRING TAKING DOWNWEIGHT.
dTimEnd: 1993-04-06T06:00:00+02:00
dTimStart: 1993-04-06T00:00:00+02:00
md: 3100
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: CONT POOH WITH 4 1/2" TEST TUBING FROM 3100 TO 448 M.
dTimEnd: 1993-04-06T12:00:00+02:00
dTimStart: 1993-04-06T06:00:00+02:00
md: 448
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: POOH WITH BHA, L/D HRS TOOLS AND TCP GUNS. FOUND 6 EA SLIPS, 3 EA LOCKING SEGMENTS AND 3 EA BOLTS MISSING FROM HRS RTTS RETRIVEABLE PACKER. FUL-FLO BYPASS VALVE WAS BELLED OUT AND CRACKED.
dTimEnd: 1993-04-06T19:30:00+02:00
dTimStart: 1993-04-06T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: WAITED ON ATLAS WIRELINE TO ARRIVE ONBOARD WITH HELICOPTER. WHILE WAITING SERVICED TDS AND CLEANED RIG FLOOR.
dTimEnd: 1993-04-06T23:00:00+02:00
dTimStart: 1993-04-06T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: operation failed
comments: R/U ATLAS WIRELINE EQUIPMENT, PREPARED TOOLS FOR RUNNING MAGNET.
dTimEnd: 1993-04-07T00:00:00+02:00
dTimStart: 1993-04-06T23:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: operation failed
Lithology and shows: