Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2014-01-07T00:00:00+01:00 to 2014-01-08T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-08T00:00:00+01:00
dTimDiaHoleStart: 2014-01-06T22:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with perforation run #1. L/D toolstring. 
P/U perforation toolstring #2. RIH with same.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 54
ropCurrent: -999.99
sum24Hr: Continued rigging up WL well control equipment and tested same.
P/U perforation toolstring. RIH with same on WL to 3500 m without using Tractor. Continued RIH using Tractor to 4300 m.
tightWell: 0
tvd: 3212
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-01-08T00:00:00+01:00
density: 1.03
md: -999.99
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued to connect control hoses to WL BOP and function tested same.
dTimEnd: 2014-01-07T00:45:00+01:00
dTimStart: 2014-01-07T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Filled equipment with MEG
dTimEnd: 2014-01-07T01:15:00+01:00
dTimStart: 2014-01-07T00:45:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Tested WL riser. Observed leak in Swab valve, applied back pressure and performed good test.
dTimEnd: 2014-01-07T03:00:00+01:00
dTimStart: 2014-01-07T01:15:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Held Tool Box talk
dTimEnd: 2014-01-07T03:15:00+01:00
dTimStart: 2014-01-07T03:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Installed mid riser jont and M/U same. 
Made up grease head and installed WL into lubrator head.
dTimEnd: 2014-01-07T04:45:00+01:00
dTimStart: 2014-01-07T03:15:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Installed T-bar and upper sheave on elevator. 
Connected slings to lubracator head.
dTimEnd: 2014-01-07T05:30:00+01:00
dTimStart: 2014-01-07T04:45:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: P/U lubricator head
dTimEnd: 2014-01-07T06:00:00+01:00
dTimStart: 2014-01-07T05:30:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Continued to P/U lubricator head
dTimEnd: 2014-01-07T06:15:00+01:00
dTimStart: 2014-01-07T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Installed lower sheave and M/U sinker bars.
Spotted Slumb tool on rig floor.
dTimEnd: 2014-01-07T07:00:00+01:00
dTimStart: 2014-01-07T06:15:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Held Tool Box talk with ongoing shift.
dTimEnd: 2014-01-07T07:15:00+01:00
dTimStart: 2014-01-07T07:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: P/U weight bars and M/U lubricator.
dTimEnd: 2014-01-07T08:00:00+01:00
dTimStart: 2014-01-07T07:15:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Tested line up to 345 bar.
Tested WL lubricator and riser to 30/250 bar for 5/10 min.
dTimEnd: 2014-01-07T09:00:00+01:00
dTimStart: 2014-01-07T08:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Broke out QTS and L/D weight bars.
dTimEnd: 2014-01-07T09:15:00+01:00
dTimStart: 2014-01-07T09:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Held Tool Box talk.
dTimEnd: 2014-01-07T09:30:00+01:00
dTimStart: 2014-01-07T09:15:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Took WL head down for installation of toolstring. Tested same.
P/U and M/U toolstring and guns. Tested same.
dTimEnd: 2014-01-07T15:00:00+01:00
dTimStart: 2014-01-07T09:30:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tested QTS with test pump on rig floor to 30/250 bar for 5/10 min.
dTimEnd: 2014-01-07T15:45:00+01:00
dTimStart: 2014-01-07T15:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Opened MIV and filled riser and lubricator with MEG.
Opened DHSV. Opened HMV.
dTimEnd: 2014-01-07T16:15:00+01:00
dTimStart: 2014-01-07T15:45:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: RIH with perforation string on WL with 30 m/min according to program.
Toolstring stopped moving at 3500 m / 73,2 deg inclination.
dTimEnd: 2014-01-07T20:15:00+01:00
dTimStart: 2014-01-07T16:15:00+01:00
md: 3500
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Continued RIH with perforation string on WL using Tractor.
dTimEnd: 2014-01-08T00:00:00+01:00
dTimStart: 2014-01-07T20:15:00+01:00
md: 4300
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: