Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-01-22T00:00:00+01:00 to 1993-01-23T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 82.1
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-01-23T00:00:00+01:00
dTimDiaHoleStart: 1992-12-18T12:00:00+01:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *RUN GYRO (RIGS) TO 3500M.
*SET RETAINER AT 3535M.
*PULL WEAR BUSHING AND SEAL ASSEMBLY.
*STING INTO RETAINER.  ESTABLISH CIRCULATION BEHIND CASING.
*CEMENT CASING.
hpht: 0
md: 3580
mdCsgLast: 3569.3
mdDiaHoleStart: 1493
mdPlanned: -999.99
mdStrengthForm: 1482
presTestType: leak off test
reportNo: 84
ropCurrent: -999.99
strengthForm: 1.73
sum24Hr: *WOW. RAN IN AND RE-CONNECTED STRING.
*DRILLED CEMENT FROM 3422 TO 3452M AND CIRC. BU.
*RAN IN TO 3543M, DRILLED PLUG, FLOAT AND SHOE, CLEANED RAT HOLE.
*CIRC. HOLE CLEAN AND POOH.
tightWell: 0
tvd: 2405.8
tvdCsgLast: 2399
tvdStrengthForm: 1270
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-01-22T23:15:00+01:00
density: 1.55
locationSample: Flowline
md: 3580
mudClass: oil based
presBopRating: -999.99
pv: 68
type: PETROFREE
visFunnel: 125
yp: 13.5
Pore pressure:
Survey stations:
Activities:
comments: CONT DRILLING CMT IN 9 5/8" CASING FROM 3391 TO 3422 M
dTimEnd: 1993-01-22T01:30:00+01:00
dTimStart: 1993-01-22T00:00:00+01:00
md: 3422
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: CIRCULATED 15 MIN AND BACKREAMED 5 STDS, CONTINUED CIRC HOLE CLEAN DUE TO BAD WEATHER.
dTimEnd: 1993-01-22T03:30:00+01:00
dTimStart: 1993-01-22T01:30:00+01:00
md: 3280
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: M/U TIW AND HANG-OFF TOOL. RI AND HANG-OFF IN WH, POOH DISPLACED RISER TO SEAWATER AND CLOSED S/R PREPARED TO UNLATCH LMRP
dTimEnd: 1993-01-22T06:00:00+01:00
dTimStart: 1993-01-22T03:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WAITED ON WEATHER. DE-BALLASTED RIG 2,1 M.
dTimEnd: 1993-01-22T13:00:00+01:00
dTimStart: 1993-01-22T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: RE-BALLASTED RIG TO DRILLING DRAFT.  OPENED SHEAR RAM AND DISPLACED RISER BACK TO 1,55 SG MUD.
dTimEnd: 1993-01-22T14:30:00+01:00
dTimStart: 1993-01-22T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: RAN IN TO WELLHEAD AND RECONNECTED TO DRILL STRING. RACKED HANG-OFF STAND IN DERRICK.  L/D INSIDE BOP.
dTimEnd: 1993-01-22T16:30:00+01:00
dTimStart: 1993-01-22T14:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: RAN IN TO 3393M.  WASHED TO 3422M.
dTimEnd: 1993-01-22T17:00:00+01:00
dTimStart: 1993-01-22T16:30:00+01:00
md: 3422
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: DRILLED CEMENT FROM 3422M TO 3452M.
dTimEnd: 1993-01-22T19:30:00+01:00
dTimStart: 1993-01-22T17:00:00+01:00
md: 3452
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: CIRCULATED BOTTOMS UP
dTimEnd: 1993-01-22T21:00:00+01:00
dTimStart: 1993-01-22T19:30:00+01:00
md: 3452
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RAN IN TO 3543M. TOOK WEIGHT.
dTimEnd: 1993-01-22T21:30:00+01:00
dTimStart: 1993-01-22T21:00:00+01:00
md: 3543
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: DRILLED WIPER PLUG, FLOAT AND SHOE.  CLEANED RAT HOLE.
dTimEnd: 1993-01-22T23:00:00+01:00
dTimStart: 1993-01-22T21:30:00+01:00
md: 3580
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: PULLED BACK INTO 9 5/8" CASING. CIRCULATED BOTTOMS UP.
dTimEnd: 1993-01-23T00:00:00+01:00
dTimStart: 1993-01-22T23:00:00+01:00
md: 3580
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: