Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2007-12-22T00:00:00+01:00 to 2007-12-23T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-12-23T00:00:00+01:00
dTimDiaHoleStart: 2007-11-19T04:45:00+01:00
diaHole: 36
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Make up 26" BHA. Drill out shoe track. Commence drilling of 26" hole.
hpht: 0
md: 226
mdCsgLast: 220.6
mdDiaHoleStart: 144.2
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 5
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Prepared for skidding. Skidded cantilever from F-5 to F-15. Cleaned and cleared rig floor. Changed out wash pipe. Laid out two stands of 5½" HWDP in singels. Picked up singles of new 5½" HWDP and made up two stands in derrick.

tightWell: 0
tvd: 226
tvdCsgLast: 220.6
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Held tool box talk prior to skid cantilever. 

dTimEnd: 2007-12-22T22:00:00+01:00
dTimStart: 2007-12-22T21:45:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded cantilever from F-5 to F-15

dTimEnd: 2007-12-22T22:30:00+01:00
dTimStart: 2007-12-22T22:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor. Prepared for changing out the wash pipe.

dTimEnd: 2007-12-23T00:00:00+01:00
dTimStart: 2007-12-22T22:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
Lithology and shows: