Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-22T00:00:00+02:00 to 2013-10-23T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 7.6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-23T00:00:00+02:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Waiting on Weatherford casing crew - Helicopter cancelled due to fog.
R/U Weatherford equipment.
M/U and RIH w/ 2 7/8" cement stinger.
Set P&A cement plug in 7" liner.

hpht: 0
md: 3049
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 64
ropCurrent: -999.99
sum24Hr: Waited on weather to pull production riser.
Meanwhile performed general rig maintenance
RIH w/ running tool for 9 5/8" Safelock plug on 5 1/2" DP.
Displaced production riser to 1,21 sg OBM.
Engaged plug, equalized pressure and released plug.
POOH with Safelock plug on 5 1/2" DP to 1010 m.

tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-22T17:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
dTim: 2013-10-22T10:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather to pull production riser.

Meanwhile performed general rig maintenance:
Rigged up kill contingency manifold for F-12 w/ new hoses.
Changed out fwd PRS wires.
Greased manifolds on drill floor.
Cleaned spacer pits.
Performed cleaning and housekeeping in drilling areas.
dTimEnd: 2013-10-22T07:00:00+02:00
dTimStart: 2013-10-22T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile performed general rig maintenance:
Calibrated fwd PRS after wire change out.
Tested drilling equipment after isolations.
Greased standpipe manifold.

Pressure tested production riser to 20/200 bar for 5/10 min.
dTimEnd: 2013-10-22T16:30:00+02:00
dTimStart: 2013-10-22T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile:
P/U and M/U running tool for Archer Safelock plug. Checked tool on surface.
dTimEnd: 2013-10-22T17:00:00+02:00
dTimStart: 2013-10-22T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile:
RIH w/ running tool on 5 1/2" DP from surface to 205 m.
dTimEnd: 2013-10-22T17:30:00+02:00
dTimStart: 2013-10-22T17:00:00+02:00
md: 205
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile:
Installed PS 21 slips.
dTimEnd: 2013-10-22T17:45:00+02:00
dTimStart: 2013-10-22T17:30:00+02:00
md: 205
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile:
RIH on 5 1/2" DP from 205 m to 1538 m.  Avg. tripping speed 762 m/hr.
dTimEnd: 2013-10-22T19:30:00+02:00
dTimStart: 2013-10-22T17:45:00+02:00
md: 1538
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile:
Displaced production riser to 1,21 sg OBM. 2000 l/min and 30 bar. Diverted SW returns to dedicated pit.
dTimEnd: 2013-10-22T20:00:00+02:00
dTimStart: 2013-10-22T19:30:00+02:00
md: 1538
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile:
RIH on 5 1/2" to 1810 m. Established circulation and washed area above plug w/ 2400 lpm, 40 bar.
dTimEnd: 2013-10-22T20:30:00+02:00
dTimStart: 2013-10-22T20:00:00+02:00
md: 1810
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile:
Engaged plug as per Archer instructions. Pressured up above ball valve to 30 bar. Attempted to open ball valve w/o success. Bleed pressure to 20 bar. Opened ball valve and observed pressure drop.
dTimEnd: 2013-10-22T21:15:00+02:00
dTimStart: 2013-10-22T20:30:00+02:00
md: 1815
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile:
Released Safelock plug w/ 15 RH turns and let packer elements relax.
dTimEnd: 2013-10-22T21:45:00+02:00
dTimStart: 2013-10-22T21:15:00+02:00
md: 1815
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile:
RIH below plug setting depth and confirmed plug free.
Flow checked well for 15 min. Well stable.
dTimEnd: 2013-10-22T22:15:00+02:00
dTimStart: 2013-10-22T21:45:00+02:00
md: 1815
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile:
POOH w/ 9 5/8" Safelock plug on 5 1/2" DP from 1815 m to 1010 m. Avg. tripping speed 460 m/hr.
dTimEnd: 2013-10-23T00:00:00+02:00
dTimStart: 2013-10-22T22:15:00+02:00
md: 1010
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: