Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-29T00:00:00+01:00 to 2008-01-30T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-30T00:00:00+01:00
dTimDiaHoleStart: 2008-01-29T01:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue RU wireline. RIH and retrieve NPR plug. POOH and RD. Inflow test TRSCSSV.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 127
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: MU TH running tool. RIH and landed and tested the TH. Performed low pressure test and function tested of DHSV. Sat production packer and tested tubing. Inflow tested DHSV. Started RU wireline. 
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-29T20:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: 3520
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-30T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Performed line-up check. Attempted to circulate by pumping 100 lpm with cement unit up to 13 bar. No returns observed. Held pressure for 2 min. This confirmed that PBR had not been sheared. RD circulation equipment. 

PU and MU 6.038 m pup joint according to original space-out.

dTimEnd: 2008-01-29T01:00:00+01:00
dTimStart: 2008-01-29T00:00:00+01:00
md: 3006.5
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: PU and MU tubing hanger with handling tool. Lowered the TH down to rotary. Cut the control lines 3 m above TH and fed the CL through the TH. Plugged off DHPG line. Plugged off spare penetration holes in TH with 1/4" NPT blind plugs. Leak tested all fittings simultaneously through 1/8" test ports to 448 bar /10 min.
dTimEnd: 2008-01-29T05:00:00+01:00
dTimStart: 2008-01-29T01:00:00+01:00
md: 3007
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lifted TH to sufficient hight for handling master bushing. Removed FMS and installed master bushing. Installed C-plate and landed TH in same.
dTimEnd: 2008-01-29T06:00:00+01:00
dTimStart: 2008-01-29T05:00:00+01:00
md: 3007
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: BO and LD TH landing tool. Wrapped control lines 3 times around hanger neck. Found broken gauge line.
dTimEnd: 2008-01-29T07:00:00+01:00
dTimStart: 2008-01-29T06:00:00+01:00
md: 3007
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Dicussed situation with town and decided to re-splice the gauge line.
dTimEnd: 2008-01-29T10:00:00+01:00
dTimStart: 2008-01-29T07:00:00+01:00
md: 3007
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Spliced gauge cable. Fed gauge line through hanger and installed clamp.
dTimEnd: 2008-01-29T16:00:00+01:00
dTimStart: 2008-01-29T10:00:00+01:00
md: 3007
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Landed TH in C-plate. BO and LD TH hanger handling tool. Leak tested fitting through 1/8" test port to 448 bar /10 min.
dTimEnd: 2008-01-29T18:00:00+01:00
dTimStart: 2008-01-29T16:00:00+01:00
md: 3007
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Attempted to install TH running tool with BX-elevator. Changed to pick-up elevator and re-stabbed TH running tool. MU THRT to communication collar with 8 left hand turns. Connected chemical injection line and TRSCSSV control lines to 1/4" communication ports on top of THRT. Leak tested TRSCSSV line to 570 bar/10 min. Bled off 510 ml. Pressured up and kept 570 bar on TRSCSSV line while RIH. BO THRT piston retaining screws.
dTimEnd: 2008-01-29T20:30:00+01:00
dTimStart: 2008-01-29T18:00:00+01:00
md: 3007
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: PU TH running string and removed C-plate. Installed bushings. Drained riser down to wellhead using A-annulus overboard line. RIH while taping control lines to landing string and stung into liner PBR. Landed out on the landing shoulder in the tubing head. Stick-up 1.33 m.
dTimEnd: 2008-01-29T22:30:00+01:00
dTimStart: 2008-01-29T20:30:00+01:00
md: 3028.4
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested TH in port 1 on surface WH to 70 bar/5 min to verify correct landing. Pressured up function line on THRT to 207 bar to engage TH lock down ring. Pull tested TH to 236 MT to verify hanger lock down.
dTimEnd: 2008-01-29T23:00:00+01:00
dTimStart: 2008-01-29T22:30:00+01:00
md: 3028.4
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested TH seal through test port 1 on surface WH to 35/450 bar for 5/10 min. Bled down to zero bar when test was verified by StatoilHydro.

Meanwhile changed elevator inserts and prepared to PU pumping/testing assembly.
dTimEnd: 2008-01-30T00:00:00+01:00
dTimStart: 2008-01-29T23:00:00+01:00
md: 3028.4
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: