Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-07-30T00:00:00+02:00 to 2008-07-31T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-07-31T00:00:00+02:00
dTimDiaHoleStart: 2008-07-30T18:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: M/U 7" liner hanger. Continue RIH with 7" liner on 5½" DP. Install 7" liner hanger. Cement 7" liner hanger and set TSP packer.

hpht: 0
md: 3792
mdCsgLast: 3790.1
mdDiaHoleStart: 3792
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 31
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: POOH with 8½" BHA. Laid out 8½" BHA. Rigged up and RIH with 7" liner from surface to 969m. Picked up 7" liner hanger.



tightWell: 0
tvd: 3247
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-07-30T04:00:00+02:00
density: 1.45
locationSample: Active pit
md: 3792
mudClass: oil based
presBopRating: 345
pv: 25
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10
dTim: 2008-07-30T22:00:00+02:00
density: 1.45
locationSample: Active pit
md: 3792
mudClass: oil based
presBopRating: 345
pv: 26
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10
dTim: 2008-07-30T08:00:00+02:00
density: 1.45
locationSample: Active pit
md: 3792
mudClass: oil based
presBopRating: 345
pv: 26
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10
Pore pressure:
dTim: 2008-07-31T00:00:00+02:00
equivalentMudWeight: 1.36
md: 3792
readingKind: estimated
Survey stations:
Activities:
comments: Continued circulated well clean while reciprocating the string. Circulation parameter: Flow 2100 lpm / SPP 190 bars / String RPM 120 / MUD weight 1.45 SG.
dTimEnd: 2008-07-30T01:15:00+02:00
dTimStart: 2008-07-30T00:00:00+02:00
md: 3783
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Flow checked well, well static.
dTimEnd: 2008-07-30T01:30:00+02:00
dTimStart: 2008-07-30T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH wet with 8½" BHA from 3792m to 3700m.
dTimEnd: 2008-07-30T02:15:00+02:00
dTimStart: 2008-07-30T01:30:00+02:00
md: 3541
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Send down link to set tool and took pressure point reading:
Bit depth 3694m, test depth 3660m. Bit depth 3677m, test depth 3643m. 
Were not able to achieve a good test in stead of StethoScope did not performed which could be interpreted as failure.

dTimEnd: 2008-07-30T03:45:00+02:00
dTimStart: 2008-07-30T02:15:00+02:00
md: 3700
phase: fixed
proprietaryCode: drilling -- survey
state: ok
stateDetailActivity: success
comments: POOH wet with 8½" BHA from 3700m to 3580m.
dTimEnd: 2008-07-30T04:15:00+02:00
dTimStart: 2008-07-30T03:45:00+02:00
md: 3580
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Send down link to set tool and took pressure point reading:
Bit depth 3556m, test depth 3522m. 
Were not able to achieve a good test in stead of StethoScope did not performed which could be interpreted as failure.
dTimEnd: 2008-07-30T06:00:00+02:00
dTimStart: 2008-07-30T04:15:00+02:00
md: 3580
phase: fixed
proprietaryCode: drilling -- survey
state: ok
stateDetailActivity: success
comments: Flow checked well, well static. Pumped 1.65 SG slug 5m³. 

dTimEnd: 2008-07-30T06:45:00+02:00
dTimStart: 2008-07-30T06:00:00+02:00
md: 3460
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 8½" BHA from 3460m to 2813m.

dTimEnd: 2008-07-30T08:30:00+02:00
dTimStart: 2008-07-30T06:45:00+02:00
md: 2813
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Took foot print prior to run 7" liner.

dTimEnd: 2008-07-30T09:00:00+02:00
dTimStart: 2008-07-30T08:30:00+02:00
md: 2813
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Observed well on trip tank. Meanwhile serviced TDS and checked dies in PRS.

dTimEnd: 2008-07-30T09:30:00+02:00
dTimStart: 2008-07-30T09:00:00+02:00
md: 2813
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH wet with 8½" BHA form 2813m to 2530m. Trip time 1132 m/hour. 

dTimEnd: 2008-07-30T09:45:00+02:00
dTimStart: 2008-07-30T09:30:00+02:00
md: 2530
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pumped 1.65 SG slug 5m³. 

dTimEnd: 2008-07-30T10:15:00+02:00
dTimStart: 2008-07-30T09:45:00+02:00
md: 2530
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH wet with 8½" BHA form 2530m to 1320m. Trip time 807 m/hour. 

dTimEnd: 2008-07-30T12:00:00+02:00
dTimStart: 2008-07-30T10:15:00+02:00
md: 1320
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Changed to 5" handling equipment.

dTimEnd: 2008-07-30T12:30:00+02:00
dTimStart: 2008-07-30T12:00:00+02:00
md: 1320
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH wet with 8½" BHA form 1320m to 221m. Trip time 628 m/hour. 

dTimEnd: 2008-07-30T14:15:00+02:00
dTimStart: 2008-07-30T12:30:00+02:00
md: 221
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flow checked well prior to pull the BHA. Erected barriers prior to handling radioactive source.

dTimEnd: 2008-07-30T14:30:00+02:00
dTimStart: 2008-07-30T14:15:00+02:00
md: 221
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Pulled the last 3 stds 5" DP from 221m to 99m. Removed auto slips. Removed Totco ring and drift from top single of HWDP.

dTimEnd: 2008-07-30T15:00:00+02:00
dTimStart: 2008-07-30T14:30:00+02:00
md: 99
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to POOH with BHA and lay out same..

dTimEnd: 2008-07-30T15:15:00+02:00
dTimStart: 2008-07-30T15:00:00+02:00
md: 99
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH and laid out 8½" BHA. Found damaged StethoScope seals.

dTimEnd: 2008-07-30T18:15:00+02:00
dTimStart: 2008-07-30T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor.

dTimEnd: 2008-07-30T18:45:00+02:00
dTimStart: 2008-07-30T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Rigged up from running 7" liner.
dTimEnd: 2008-07-30T21:30:00+02:00
dTimStart: 2008-07-30T18:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to RIH with 7" liner.
dTimEnd: 2008-07-30T21:45:00+02:00
dTimStart: 2008-07-30T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up and made up shoe track. Checked the integrity of the shoe.

dTimEnd: 2008-07-30T22:00:00+02:00
dTimStart: 2008-07-30T21:45:00+02:00
md: 10
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Waited on crane due to helicopter.

dTimEnd: 2008-07-30T22:15:00+02:00
dTimStart: 2008-07-30T22:00:00+02:00
md: 10
phase: fixed
proprietaryCode: drilling -- wait
state: ok
stateDetailActivity: success
comments: Picked up float jt & landing collar jt. RIH from 10m to 37m.

dTimEnd: 2008-07-30T23:30:00+02:00
dTimStart: 2008-07-30T22:15:00+02:00
md: 37
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH 7" liner in stands from 37m to 130m. Filled every 2'ed stds.Trip time 186 m/hour (15.5 jnt/hour)

dTimEnd: 2008-07-31T00:00:00+02:00
dTimStart: 2008-07-30T23:30:00+02:00
md: 130
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: