Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-07-13T00:00:00+02:00 to 2008-07-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-07-14T00:00:00+02:00
dTimDiaHoleStart: 2008-07-10T18:00:00+02:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue MU and RIH with 12 1/4" BHA from 92 m to 140 m. RIH with 12 1/4" BHA on 5 1/2" DP from 140 m to 1340 m MDRT. Perform cut & slip. Drill shoe track and displace to 1.35 sg OBM.
hpht: 0
md: 1415
mdCsgLast: 1404.7
mdDiaHoleStart: 1415
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 14
ropCurrent: -999.99
strengthForm: 0
sum24Hr: NU BOP/diverter and pressure tested BOP/diverter/connector to 345 bar/10 min. Ok. Serviced and tested TDS.  MU and RIH with 12 1/4" BHA from surface to 92 m. Rig shut down at 5:45 hrs.
tightWell: 0
tvd: 1346
tvdCsgLast: 1340.3
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-07-13T02:00:00+02:00
density: 1.33
locationSample: Active pit
md: -999.99
mudClass: oil based
presBopRating: 0
pv: 26
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 3
Pore pressure:
dTim: 2008-07-14T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1415
readingKind: estimated
Survey stations:
Activities:
comments: Continued to erect scaffolding tower around Claxton tool in moonpool to be able to insert Veco 1502 Male cap.
dTimEnd: 2008-07-13T00:15:00+02:00
dTimStart: 2008-07-13T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Filled riser with 8.7 m3 SW and installed Veco 1502 Male cap.
dTimEnd: 2008-07-13T01:00:00+02:00
dTimStart: 2008-07-13T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RU and performed integrity test of riser system through TDS and Claxton tool using cmt unit. Leak tested HPDR/well to 20/195 bar for 5/10 min. Ok.  Pumped 1275 ltrs at 700 lpm and bled back 1200 ltrs.
dTimEnd: 2008-07-13T02:15:00+02:00
dTimStart: 2008-07-13T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected Claxton tool. Could not RB std of 5 1/2" DP due to PRS not working.

Meanwhile carried out maintenance on FWD iron-roughneck and prepared 12 1/4" BHA.
dTimEnd: 2008-07-13T03:00:00+02:00
dTimStart: 2008-07-13T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Re-sat AFT PRS after shut-down.
dTimEnd: 2008-07-13T03:30:00+02:00
dTimStart: 2008-07-13T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RB std of 5 1/2" DP and removed Claxton tool from rig floor. Re-installed master bushings.
dTimEnd: 2008-07-13T04:00:00+02:00
dTimStart: 2008-07-13T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to nipple up BOP/diverter. Moved BOP to top of HPDR and started to nipple up BOP.

Meanwhile pressure tested 5 1/2" TIW and grey valve to 30/345 bar for 5/10 min.
dTimEnd: 2008-07-13T06:00:00+02:00
dTimStart: 2008-07-13T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to nipple up BOP and focused on tools aloft. Moved BOP to top of HPDR and started to nipple up BOP onto NT2 connector. Installed slick joint.
dTimEnd: 2008-07-13T11:45:00+02:00
dTimStart: 2008-07-13T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed overshot and diverter. POOH and LO diverter RT. Removed diverter inserts and installed outer ring and master bushings. Cleared rig floor of excess equipment. Meanwhile flogged bolts on slick joint.
dTimEnd: 2008-07-13T15:30:00+02:00
dTimStart: 2008-07-13T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Filled riser with SW using cmt unit and held tool box talk prior to MU test plug assembly. Had problem with BX-elevators.
dTimEnd: 2008-07-13T16:00:00+02:00
dTimStart: 2008-07-13T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: BX-elevator would not close. Changed out rental elevators for rig elevators.
dTimEnd: 2008-07-13T17:00:00+02:00
dTimStart: 2008-07-13T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Checked dies on PRS prior to PU 5 1/2" DP. PU and MU BOP test plug assembly. RIH with BOP test plug on 5 1/2" DP from surface to 139.4 m.
dTimEnd: 2008-07-13T19:30:00+02:00
dTimStart: 2008-07-13T17:00:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Lined up and pressure tested NT2 connector / riser to 30/345 bar for 5/10 min. Ok. Lined up and pressure tested lower IBOP, upper IBOP and kelly hose to 30/345 bar for 5/10 min. Ok. Performed accumulator test.

Meanwhile serviced both FWD and AFT PRS. Serviced and inspected TDS.
dTimEnd: 2008-07-14T00:00:00+02:00
dTimStart: 2008-07-13T19:30:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
Lithology and shows: