Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2016-04-18T00:00:00+02:00 to 2016-04-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-04-19T00:00:00+02:00
dTimDiaHoleStart: 2016-04-18T06:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Perforate well intervals (2 runs), R/D WL equipment
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: R/U WL equipment. Installed plug @ 3592 mMD.
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Skidded rig from F-11 to F-5
dTimEnd: 2016-04-18T09:00:00+02:00
dTimStart: 2016-04-18T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Handover meeting of well from production department to Intervention.
dTimEnd: 2016-04-18T09:15:00+02:00
dTimStart: 2016-04-18T09:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Changed permanent hatch with WL hatch.
dTimEnd: 2016-04-18T09:45:00+02:00
dTimStart: 2016-04-18T09:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Rigged up chiksan manifold to KWV. Leak tested same to 20/345 bar for 5/10 min. Removed Top cap on XMT.

dTimEnd: 2016-04-18T10:00:00+02:00
dTimStart: 2016-04-18T09:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held toolbox talk before lifting Riser section and BOP to XMT.

dTimEnd: 2016-04-18T10:10:00+02:00
dTimStart: 2016-04-18T10:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Lifted and installed riser section and BOP from moonpool area to XMT.
dTimEnd: 2016-04-18T11:00:00+02:00
dTimStart: 2016-04-18T10:10:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Connected Altus pump and hoses for local control of DHSV and HMV.
dTimEnd: 2016-04-18T11:35:00+02:00
dTimStart: 2016-04-18T11:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lifted lubricator and GIH from catwalk and hung off above riser section on drill floor.
dTimEnd: 2016-04-18T12:20:00+02:00
dTimStart: 2016-04-18T11:35:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held toolbox meeting prior to installing BHA #1 (572-700 ME plug) in lubricator.
dTimEnd: 2016-04-18T12:30:00+02:00
dTimStart: 2016-04-18T12:20:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: M/U BHA for run #1 (572-700 ME plug). Leak tested lubricator to 20/345 bar 5/10 min.
dTimEnd: 2016-04-18T15:20:00+02:00
dTimStart: 2016-04-18T12:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Equalized and opened HMV and DHSV. WHP = 45 bar
dTimEnd: 2016-04-18T15:45:00+02:00
dTimStart: 2016-04-18T15:20:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Opened SV and RIH with BHA #1 (572-700 ME plug) to 278 mMD. Schlumberger checked tools.
dTimEnd: 2016-04-18T16:20:00+02:00
dTimStart: 2016-04-18T15:45:00+02:00
md: 278
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: RIH and observed BHA starting to float. Reduced speed to 20 m/min and continue to RIH to 3630 mMD. 
Took PUW every 500 m.

Depth (m)             PUW (Lbs)    
500                       1310
1000                     1830
1500                     2490
2000                     3020
2500                     3780
3000                     4600
3500                     5450

Actual Friction factor: 0,3.
dTimEnd: 2016-04-18T19:10:00+02:00
dTimStart: 2016-04-18T16:20:00+02:00
md: 3630
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Performed correlation passes prior to installing plug. Observed some problems while correlating due to stick slip on BHA.
dTimEnd: 2016-04-18T20:00:00+02:00
dTimStart: 2016-04-18T19:10:00+02:00
md: 3630
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Positioned and installed plug with mid packer element at 3592 mMD. Lost 300 lbs on tension during installation. WHP before/after setting 45 / 45 bar.
dTimEnd: 2016-04-18T20:25:00+02:00
dTimStart: 2016-04-18T20:00:00+02:00
md: 3592
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: POOH from 3592 m to surface . WHP decreased from 45 bar to 2,4 bar while POOH.
dTimEnd: 2016-04-18T22:25:00+02:00
dTimStart: 2016-04-18T20:25:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Attempted to leak test XMT. Unable due to leakage. Most likely in PWV.
dTimEnd: 2016-04-18T22:45:00+02:00
dTimStart: 2016-04-18T22:25:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Pressured up tubing to 50 bar to inflow test SV and HMV.
dTimEnd: 2016-04-18T23:00:00+02:00
dTimStart: 2016-04-18T22:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Closed and inflow tested HMV and SV.
dTimEnd: 2016-04-18T23:25:00+02:00
dTimStart: 2016-04-18T23:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Bled down tubing pressure to 5 bar. Inflow tested ME plug to 45 bar dP for 30 min. Pressure increased 0,15 bar / 30 min
dTimEnd: 2016-04-19T00:00:00+02:00
dTimStart: 2016-04-18T23:25:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
Lithology and shows: