Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-09-09T00:00:00+02:00 to 2008-09-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-09-10T00:00:00+02:00
dTimDiaHoleStart: 2008-09-06T12:00:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pressuretest HPDR to 345 bar. Function test rest of BOP rams. Pull BOP test plug. Pressure test BOP/riser/connector/20" casing to 75 bars. Make up 17½" drilling BHA and RIH with same. Commence to drill out 20" shoe track.
hpht: 0
md: 1378
mdCsgLast: 1368.4
mdDiaHoleStart: 1378
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 17
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Installed BOP/slip jnt/Diverter. Retrieved Nominal Seat protector and washed well head. RIH and installed BOP plug and started testing of BOP/HPDR.
tightWell: 0
tvd: 1347
tvdCsgLast: 1340.4
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2008-09-09T22:00:00+02:00
density: 1.44
locationSample: Reserve pit
md: -999.99
mudClass: oil based
presBopRating: 0
pv: 20
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 6
dTim: 2008-09-09T10:00:00+02:00
density: 1.44
locationSample: Reserve pit
md: -999.99
mudClass: oil based
presBopRating: 0
pv: 22
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 5.5
Pore pressure:
Survey stations:
Activities:
comments: Continued installation of boat collision stool and tension cylinders. 
Parallel activity:  Removed mandrel from BOP, hose and lo-torq from Claxton running
                           tool. 
                           Pressure tested kill, cement and choke manifolds to 20/345 bars 5/10
                           mins.
dTimEnd: 2008-09-09T05:30:00+02:00
dTimStart: 2008-09-09T00:00:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Applied 50 bars to all tension cylinders. Slacked off TDS weight to natural weight. Increased pressure to 90 bars to the tension cylinders.  Measured vertical distance from underside of tensioner ring to upper surface of Boat Collision stool 530mm.
dTimEnd: 2008-09-09T06:00:00+02:00
dTimStart: 2008-09-09T05:30:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared for rigging down Claxton tool.

dTimEnd: 2008-09-09T07:00:00+02:00
dTimStart: 2008-09-09T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and rigged down Claxton tool. 
Parallel activity: Leak tested Choke manifold 20/345 bars 5/10 mins.

dTimEnd: 2008-09-09T08:30:00+02:00
dTimStart: 2008-09-09T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Retrieved Claxton tool and laid out same.

dTimEnd: 2008-09-09T10:00:00+02:00
dTimStart: 2008-09-09T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Started nippling up drilling BOP. 
Parallel activity: Performed maintenance of elevator.
                          Pressure tested TDS 20/1000 bars 5/10 mins.
                          Pressure tested Kelly hose 20/345 bars 5/10 mins.

dTimEnd: 2008-09-09T12:00:00+02:00
dTimStart: 2008-09-09T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed tension cylinders on the BOP.
Parallel activity: Rigged up for running the Slick jnt.

dTimEnd: 2008-09-09T16:30:00+02:00
dTimStart: 2008-09-09T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Attempted to install Diverter. BOP/HPDR not align. 

dTimEnd: 2008-09-09T17:15:00+02:00
dTimStart: 2008-09-09T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lifted Diverter. Disconnected BOP from HPDR and aligned BOP over well centre below Diverter.

dTimEnd: 2008-09-09T19:00:00+02:00
dTimStart: 2008-09-09T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Tool box talk and checked equipment.

dTimEnd: 2008-09-09T19:30:00+02:00
dTimStart: 2008-09-09T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Orientated HPDR using the horizontal tension system.

dTimEnd: 2008-09-09T20:00:00+02:00
dTimStart: 2008-09-09T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up BOP NT2 connector

dTimEnd: 2008-09-09T21:45:00+02:00
dTimStart: 2008-09-09T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and made up Slick jnt to Annular BOP.

dTimEnd: 2008-09-09T22:30:00+02:00
dTimStart: 2008-09-09T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Orientated and landed the Diverter.

dTimEnd: 2008-09-09T22:45:00+02:00
dTimStart: 2008-09-09T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed Diverter RT. Connected overshot packer hose. Took BOP weight with upper tension cylinders. Rigged down slings from bails.

dTimEnd: 2008-09-09T23:45:00+02:00
dTimStart: 2008-09-09T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Tool box talk prior to pick up WBBRT and jetting sub.

dTimEnd: 2008-09-10T00:00:00+02:00
dTimStart: 2008-09-09T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: