Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-01-15T00:00:00+01:00 to 1993-01-16T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 75.1
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-01-16T00:00:00+01:00
dTimDiaHoleStart: 1992-12-18T12:00:00+01:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: -PUMP 1,55 SG MUD AND BENTONITE MUD
-PUMP SPACER AND CMT
-SET AND TEST SEAL ASSY
-POOH WITH RUNNING TOOL
-WASH WH AND INSTALL WB
-R/U AND RUN GYRO SURVEY
hpht: 0
md: 3580
mdCsgLast: 1481.7
mdDiaHoleStart: 1493
mdPlanned: -999.99
mdStrengthForm: 1482
reportNo: 77
ropCurrent: -999.99
strengthForm: 1.73
sum24Hr: RAN 9 5/8" CSG TO 3228 M
WOW
CONT RIH WITH 9 5/8" AND 10 3/4" CASING
RAN CSG HANGER AND LANDING STING AND LANDED CASING IN WH
CIRCULATED WELL TO REDUCE MW FROM 1,60 TO 1,55 SG
tightWell: 0
tvd: 2505.8
tvdStrengthForm: 1270
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-01-15T23:00:00+01:00
density: 1.6
locationSample: Flowline
md: 3580
mudClass: oil based
presBopRating: -999.99
pv: 52
type: PETROFREE
visFunnel: 400
yp: 11.5
Pore pressure:
dTim: 1993-01-16T00:00:00+01:00
equivalentMudWeight: 1.23
md: 2720
readingKind: estimated
dTim: 1993-01-16T00:00:00+01:00
equivalentMudWeight: 1.03
md: 3580
readingKind: estimated
Survey stations:
Activities:
comments: CONT RUNNING CASING FROM 2210 TO 2747 M
dTimEnd: 1993-01-15T06:00:00+01:00
dTimStart: 1993-01-15T00:00:00+01:00
md: 2747
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: CONT RUNNING 9 5/8" CASING  FROM 2747 TO 3228 M HELD OPERATION MEETING WITH CREW.
dTimEnd: 1993-01-15T12:30:00+01:00
dTimStart: 1993-01-15T06:00:00+01:00
md: 3228
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: ENGAGED TAM-PACKER. BROKE CIRCULATION GENTLY, CIRCULATED WHILE WOW. PREPARED 10 3/4" CSG EQUIP.
dTimEnd: 1993-01-15T14:30:00+01:00
dTimStart: 1993-01-15T12:30:00+01:00
md: 3228
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: CONT RUNNING CASING FROM 3228 TO 3390 M
dTimEnd: 1993-01-15T17:00:00+01:00
dTimStart: 1993-01-15T14:30:00+01:00
md: 3390
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: REPLACED 9 5/8" CSG EQUIP WITH 10 3/4" CSG EQUIP. M/U X-OVER HELD OPERATION MEETING WITH CREW
dTimEnd: 1993-01-15T18:30:00+01:00
dTimStart: 1993-01-15T17:00:00+01:00
md: 3390
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH WITH 10 3/4" CASING FROM 3390 TO 3442 M
dTimEnd: 1993-01-15T19:00:00+01:00
dTimStart: 1993-01-15T18:30:00+01:00
md: 3442
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/D 10 3/4" CASING EQUIP AND R/U 6 5/8" DP EQUIP
dTimEnd: 1993-01-15T20:00:00+01:00
dTimStart: 1993-01-15T19:00:00+01:00
md: 3442
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RAN 10 3/4" CASING HANGER AND LANDING STRING. LANDED HANGER AT 2140 HRS WITH 9 5/8" SHOE AT 3569,3 M
dTimEnd: 1993-01-15T21:30:00+01:00
dTimStart: 1993-01-15T20:00:00+01:00
md: 3569
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: CIRCULATED WELL, REDUCED MW FROM 1,60 TO 1,55 SG. TREATED MUD FOR MUD PROPERTIES
dTimEnd: 1993-01-16T00:00:00+01:00
dTimStart: 1993-01-15T21:30:00+01:00
md: 3569
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: