Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-24T00:00:00+02:00 to 2013-10-25T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 7.9
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-25T00:00:00+02:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with 2 7/8" tubing and lay out same. M/U and RIH with 8 1/2" bit and tag top of cement. POOH with 8 1/2" bit and lay down. RIH and set shallow safe lock plug in 9 5/8" casing. 
hpht: 0
md: 2624
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
mdPlugTop: 2624
presTestType: formation integrity test
reportNo: 66
ropCurrent: -999.99
sum24Hr: Made up 2 7/8" cement stinger, RIH with same on 5 1/2" DP and tagged top of plug @3052.6 m. Spotted P&A plug #1 from 3052 m to 2700 m, circulated 1.5 x bottoms up and POOH with 2 7/8" cement stinger on 5 1/2" DP. 
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-24T09:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
dTim: 2013-10-24T13:00:00+02:00
density: 1.21
locationSample: Flowline
md: 2700
mudClass: oil based
presBopRating: 345
pv: 33
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: R/D handling equipment 
Removed bowls and installed PS 21 slips
dTimEnd: 2013-10-24T01:30:00+02:00
dTimStart: 2013-10-24T00:00:00+02:00
md: 420
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: RIH w/ open ended 2 7/8" cement stinger on 5 1/2" DP from  420 m to 2793 m.
dTimEnd: 2013-10-24T05:30:00+02:00
dTimStart: 2013-10-24T01:30:00+02:00
md: 2793
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Took weight @2793 m. Pulled up to 2761 m, broke circulation 1000 lpm, 81 bar. Washed  in hole with 500 lpm, 40 bar from 2761 m and tagged top of plug @ 3052,6 m with 2 tons.
dTimEnd: 2013-10-24T08:30:00+02:00
dTimStart: 2013-10-24T05:30:00+02:00
md: 3052.6
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Made up cement head and connected surface lines.
dTimEnd: 2013-10-24T08:45:00+02:00
dTimStart: 2013-10-24T08:30:00+02:00
md: 3052.6
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Broke circulation with 500 lpm, 45 bar, increased flow in increments to 2230 lpm, 280 bar and circulated 2 x bottoms up with 1.21 sg OBM while rotating 10 rpm. Pressure tested the surface lines to 200 bar, 5 min. OK.
dTimEnd: 2013-10-24T11:30:00+02:00
dTimStart: 2013-10-24T08:45:00+02:00
md: 3052.6
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Spotted P&A plug #1; pumped 8.0 m3 1.60 spacer with 800 lpm, mixed and pumped 8.24 m3 1.90 sg gas tight slurry with 640 lpm, followed by 3.8 m3 1.60 sg spacer. Displaced cement with 24.9 m3 1.21 sg OBM with 2200 lpm, 10 - 20 RPM.
dTimEnd: 2013-10-24T12:45:00+02:00
dTimStart: 2013-10-24T11:30:00+02:00
md: 3052.6
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Disconnected surface lines and laid down cement head.
dTimEnd: 2013-10-24T13:00:00+02:00
dTimStart: 2013-10-24T12:45:00+02:00
md: 3052.6
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pulled out of cement with 2 7/8" stinger from 3052 m to 2600 m. No back-flow observed.
dTimEnd: 2013-10-24T14:00:00+02:00
dTimStart: 2013-10-24T13:00:00+02:00
md: 2600
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed 2 x sponge ball. Circulated 1.5 x bottoms up with 2200 lplm, 290 bar at 50 RPM, 9 - 12 kNm. Observed traces of cement and spacer in returns.No OBM diverted to slops. Performed time-out for Statoil information meeting with crew during circulation.
dTimEnd: 2013-10-24T15:45:00+02:00
dTimStart: 2013-10-24T14:00:00+02:00
md: 2600
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped slug.
dTimEnd: 2013-10-24T16:00:00+02:00
dTimStart: 2013-10-24T15:45:00+02:00
md: 2600
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH with 2 7/8" cement stinger on 5 1/2" DP from 2600 to 1430 m. Avg. tripping speed 290 m/hr.
dTimEnd: 2013-10-24T19:00:00+02:00
dTimStart: 2013-10-24T16:00:00+02:00
md: 1430
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed pre-job Meeting with new crew prior to POOH with 2 7/8" cement stinger on 5 1/2" DP.
dTimEnd: 2013-10-24T19:15:00+02:00
dTimStart: 2013-10-24T19:00:00+02:00
md: 1430
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH with 2 7/8" cement stinger on 5 1/2" DP from 1430 m to 1191 m. Avg. tripping speed 950 m/hr.
dTimEnd: 2013-10-24T19:30:00+02:00
dTimStart: 2013-10-24T19:15:00+02:00
md: 1191
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed time-out for Statoil information meeting with crew.
dTimEnd: 2013-10-24T20:15:00+02:00
dTimStart: 2013-10-24T19:30:00+02:00
md: 1191
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH with 2 7/8" cement stinger on 5 1/2" DP from 1191 m to 830 m. Avg. tripping speed 480 m/hr.
dTimEnd: 2013-10-24T21:00:00+02:00
dTimStart: 2013-10-24T20:15:00+02:00
md: 830
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Filled trip-tank. Cleared and cleaned rig-floor.
dTimEnd: 2013-10-24T21:15:00+02:00
dTimStart: 2013-10-24T21:00:00+02:00
md: 830
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH with 2 7/8" cement stinger on 5 1/2" DP from 830 m to 422 m. Avg. tripping speed 816 m/hr.
dTimEnd: 2013-10-24T21:45:00+02:00
dTimStart: 2013-10-24T21:15:00+02:00
md: 422
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig-floor prior to rigging up 2 7/8" tubing handling equipment.
dTimEnd: 2013-10-24T22:15:00+02:00
dTimStart: 2013-10-24T21:45:00+02:00
md: 422
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to rigging up 2 7/8" tubing handling equipment.
dTimEnd: 2013-10-24T22:30:00+02:00
dTimStart: 2013-10-24T22:15:00+02:00
md: 422
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: R/U handling equipment and broke 5 1/2" x 3 1/2" x 2 7/8" x-over. Racked back last 5 1/2" DP stand and changed handling equipment to 2 7/8".
dTimEnd: 2013-10-25T00:00:00+02:00
dTimStart: 2013-10-24T22:30:00+02:00
md: 422
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: