Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-10-03T00:00:00+02:00 to 2013-10-04T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-04T00:00:00+02:00
dTimDiaHoleStart: 2013-09-29T06:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: R/U and pressure test wireline equipment.
Prepare perforation toolstring and RIH with run #4.
Perforate additional interval.
POOH with run#4.

hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 35
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: L/D wireline toolstring #3 re-run.
Rigged down W/L equipment, disconnected riser and suspended same.
Installed tree cap, removed split hatches and installed permanent hatch on F-1 slot.
Prepared for skidding cantilever package.
Installed test lines for pressure testing on Xmas tree. Tested Xmas tree and valves.
Terminated tree testing operation and prepared for additional perforation run.
R/U wireline equipment.
 
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-03T15:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Closed and inflow tested HMV, good test. 
Drained and flushed riser with nitrogen. Broke lubricator. 
Disconnected fired gun section from tool string. All shots fired. L/D assemblies on deck.
dTimEnd: 2013-10-03T02:00:00+02:00
dTimStart: 2013-10-03T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Layed down lubricator section with grease injection head on HTS. 
Prepared for double lift of wireline riser with elevators and lifting cap.
Disconnected riser and suspended same in slips and TDS.
Installed tree cap.
dTimEnd: 2013-10-03T04:00:00+02:00
dTimStart: 2013-10-03T02:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Removed split hatches and installed permanent hatch on F-1 slot. Secured bolts on hatch and removed moonpool access scaffold. Prepared for skidding cantilever package.
dTimEnd: 2013-10-03T08:00:00+02:00
dTimStart: 2013-10-03T04:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Installed and pressure tested hose to KWV, 20/220 bar for 5/10 mins.
dTimEnd: 2013-10-03T08:30:00+02:00
dTimStart: 2013-10-03T08:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting with all involved personel for testing of Xmas tree.
dTimEnd: 2013-10-03T08:45:00+02:00
dTimStart: 2013-10-03T08:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Prepared and connected hoses and lines for testing of Xmas tree. 
Meanwhiled continued preparation for skidding of cantilever package.
dTimEnd: 2013-10-03T11:45:00+02:00
dTimStart: 2013-10-03T08:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pressure tested tree cap to 30/200 bar for 5/10 min.
Pressure tested tree SV to 30/200 bar for 5/10 min.
dTimEnd: 2013-10-03T13:00:00+02:00
dTimStart: 2013-10-03T11:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pumped 1 m3 MEG and displaced with 2 m3 packer fluid, 200lpm / 200 bar.
dTimEnd: 2013-10-03T14:30:00+02:00
dTimStart: 2013-10-03T13:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: TOFS, observed discrepancy in test pressure. Confirmed correct test pressure and prepared permit for tree test to 30/345 bar.
dTimEnd: 2013-10-03T15:00:00+02:00
dTimStart: 2013-10-03T14:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pressure tested surface line, tree cap and SV to 30/345 bar for 5/10 min.
dTimEnd: 2013-10-03T17:00:00+02:00
dTimStart: 2013-10-03T15:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pumped remaining 6 m3 packer fluid w/ 200lpm 300 - 330 bar (pumped 8 m3 packer fluid in total).
Monitored and bled off WHP f/330 - 90 bar.
dTimEnd: 2013-10-03T19:00:00+02:00
dTimStart: 2013-10-03T17:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Monitored and bled off WHP f/90 - 60 bar while waiting on decision for next operation.
dTimEnd: 2013-10-03T20:00:00+02:00
dTimStart: 2013-10-03T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Decision made to perform additional perforation run on F-1 B. Terminated final pressure tests on Xmas tree.
Bled down pressure to 35 bar, closed DHSV. Bled pressure above DHSV to 5 bar, closed HMV and SV.
dTimEnd: 2013-10-03T20:30:00+02:00
dTimStart: 2013-10-03T20:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for handling hatches in moonpool.
dTimEnd: 2013-10-03T20:45:00+02:00
dTimStart: 2013-10-03T20:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Removed permanent hatch from F-1 slot. Installed split hatches.
dTimEnd: 2013-10-03T22:45:00+02:00
dTimStart: 2013-10-03T20:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting for installation of wireline riser.
dTimEnd: 2013-10-03T23:00:00+02:00
dTimStart: 2013-10-03T22:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Removed tree cap. Lowered and landed W/L riser on tree. M/U riser to tree.
dTimEnd: 2013-10-04T00:00:00+02:00
dTimStart: 2013-10-03T23:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: