Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-15T00:00:00+01:00 to 2009-02-16T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-16T00:00:00+01:00
dTimDiaHoleStart: 2009-02-14T09:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 28
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: None
tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued RIH with 7" liner from 375m to 411m. Filled every 5'th jnt.

dTimEnd: 2009-02-15T00:45:00+01:00
dTimStart: 2009-02-15T00:00:00+01:00
md: 411
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed out to 5½" DP elevator. Picked up Weatherford 7" liner hanger and made up same.

dTimEnd: 2009-02-15T01:30:00+01:00
dTimStart: 2009-02-15T00:45:00+01:00
md: 411
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to change out Weatherford slips to PS21 slips.

dTimEnd: 2009-02-15T01:45:00+01:00
dTimStart: 2009-02-15T01:30:00+01:00
md: 425
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Removed Weatherford slips from rotary, inserted PS21 slips.

dTimEnd: 2009-02-15T03:15:00+01:00
dTimStart: 2009-02-15T01:45:00+01:00
md: 425
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with Weatherford 7" liner hanger. Removed protection pads and checked screws, filled 7" liner hanger with water. Set hanger in slips. Liner weight - 16.5 MT.

dTimEnd: 2009-02-15T04:00:00+01:00
dTimStart: 2009-02-15T03:15:00+01:00
md: 425
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged down Weatherford casing tong.

dTimEnd: 2009-02-15T05:00:00+01:00
dTimStart: 2009-02-15T04:00:00+01:00
md: 425
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH from 425m to 573m with Weatherford 7" liner hanger on 5½" HWDP picked up from cantilever.
dTimEnd: 2009-02-15T06:00:00+01:00
dTimStart: 2009-02-15T05:00:00+01:00
md: 573
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: