Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-09T00:00:00+01:00 to 2013-12-10T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-10T00:00:00+01:00
dTimDiaHoleStart: 2013-12-09T08:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Disconnect riser tension system. Unlatch tieback connector. Pull high pressure drilling riser. Prepare to run production riser. Run production riser.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
mdStrengthForm: 3302
presTestType: formation integrity test
reportNo: 30
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Retrieved wear bushing. Installed lockdown sub. N/D diverter, slick joint and BOP. Connected Claxton NT-2 running tool to BOP drilling riser joint. Transferred weight from tensioner system to TDS. Started to disconnect cylinders from tension ring.
tightWell: 0
tvd: 3212.3
tvdCsgLast: 3212
tvdStrengthForm: 2848
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-09T20:00:00+01:00
density: 1.32
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 46
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11.5
Pore pressure:
Survey stations:
Activities:
comments: RIH with jet wash assy and wear bushing retrieving tool from 166 m to 185 m.
dTimEnd: 2013-12-09T00:15:00+01:00
dTimStart: 2013-12-09T00:00:00+01:00
md: 185
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: engaged wear bushing and set down 5 ton. Took 33 ton over pull to disengage wear bushing. POOH to 172 m.
dTimEnd: 2013-12-09T00:30:00+01:00
dTimStart: 2013-12-09T00:15:00+01:00
md: 172
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with wear bushing from 172 m to 48 m. L/U wear bushing and r-tool.
dTimEnd: 2013-12-09T02:15:00+01:00
dTimStart: 2013-12-09T00:30:00+01:00
md: 48
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with jet sub assy from 48 m and L/U jet sub assy.
dTimEnd: 2013-12-09T02:45:00+01:00
dTimStart: 2013-12-09T02:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2013-12-09T03:00:00+01:00
dTimStart: 2013-12-09T02:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U and M/U PADPRT. RIH with PADPRT to 138 m. Landed sub in WH. Set lock down sub.
dTimEnd: 2013-12-09T04:00:00+01:00
dTimStart: 2013-12-09T03:00:00+01:00
md: 138
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed line test to 207 bar against HCR. Pressure set lockdown sub. Closed annular and attempted to pressure set no success. Opened annular. Closed upper pipe ram. Pressure set lockdown sub according DOP to 207 bar for 15 min.
dTimEnd: 2013-12-09T06:00:00+01:00
dTimStart: 2013-12-09T04:00:00+01:00
md: 138
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Took 30 ton overpull to confirm lockdown sub is set. Reduced weight to 2 ton overpull and released running tool.
dTimEnd: 2013-12-09T06:30:00+01:00
dTimStart: 2013-12-09T06:00:00+01:00
md: 138
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with lockdown sub RT and L/D same.
dTimEnd: 2013-12-09T08:00:00+01:00
dTimStart: 2013-12-09T06:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/D elevator and rotating arm. Cleaned and cleared rig floor for excess equipment.
dTimEnd: 2013-12-09T09:15:00+01:00
dTimStart: 2013-12-09T08:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to pull diverter.
dTimEnd: 2013-12-09T09:30:00+01:00
dTimStart: 2013-12-09T09:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared to pull diverter. Removed master bushing from rotary. Informed production to shut down production on all wells.
dTimEnd: 2013-12-09T10:00:00+01:00
dTimStart: 2013-12-09T09:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Bleed down koomey unit. Pulled diverter according to procedure. Secured diverter in setback area.
dTimEnd: 2013-12-09T11:00:00+01:00
dTimStart: 2013-12-09T10:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Drained slick joint. Connected slings. Disconnected slick joint from annular. L/D slick joint. Installed master bushing in rotary.
dTimEnd: 2013-12-09T12:45:00+01:00
dTimStart: 2013-12-09T11:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to N/D BOP.
dTimEnd: 2013-12-09T13:00:00+01:00
dTimStart: 2013-12-09T12:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: N/D BOP according to procedure. Disconnected  BOP from drilling riser.
dTimEnd: 2013-12-09T17:00:00+01:00
dTimStart: 2013-12-09T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Skidded BOP to above BOP test stump. Installed gasket and cleaned inside NT 2 connector. Waited on scaffolders prior to land BOP on test stump.
dTimEnd: 2013-12-09T18:30:00+01:00
dTimStart: 2013-12-09T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed BX-elevator and rotating arm.
dTimEnd: 2013-12-09T19:00:00+01:00
dTimStart: 2013-12-09T18:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with crew prior to M/U Claxton NT-2 running tool.
dTimEnd: 2013-12-09T19:15:00+01:00
dTimStart: 2013-12-09T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U Claxton NT-2 running tool. Removed master bushing and drive ring. Ran Claxton NT-2 running tool through rotary. Installed master bushing and drive ring. M/U and ran Claxton NT-2 running tool to 1 m above BOP drilling riser joint.
dTimEnd: 2013-12-09T20:30:00+01:00
dTimStart: 2013-12-09T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Set dogs and landed Claxton NT-2 running tool on BOP drilling riser joint.
dTimEnd: 2013-12-09T20:45:00+01:00
dTimStart: 2013-12-09T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U Claxton NT-2 running tool to BOP drilling riser joint according to procedure.
Performed pre-job meeting with crew prior to disconnect riser tensioner system.
dTimEnd: 2013-12-09T21:45:00+01:00
dTimStart: 2013-12-09T20:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled up 135 ton on string to take weight off riser tensioner system. TDS, weight indicator 152 ton.
dTimEnd: 2013-12-09T22:15:00+01:00
dTimStart: 2013-12-09T21:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Reduced hydraulic pressure on riser tensioner system in steps and transfer all load to top drive. Started to disconnect cylinders from tension ring according to procedure.
Simultaneously prepared Well Partners equipment on drill floor. Removed scaffold from riser in moonpool.
dTimEnd: 2013-12-10T00:00:00+01:00
dTimStart: 2013-12-09T22:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: