Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2007-07-12T00:00:00+02:00 to 2007-07-13T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
daysBehind: 7.3
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-07-13T00:00:00+02:00
dTimDiaHoleStart: 2007-07-05T14:15:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH w/ 20" CSG to casing setting depth and cement same.
hpht: 0
md: 1369
mdCsgLast: 1357
mdDiaHoleStart: 258
mdPlanned: -999.99
mdStrengthForm: 251
presTestType: formation integrity test
reportNo: 30
ropCurrent: -999.99
strengthForm: 1.2
sum24Hr: R/U 20" CSG equipment. RIH w/ 20" CSG from surface to 812m.
tightWell: 0
tvd: 0
tvdCsgLast: 1333
tvdStrengthForm: 251
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-07-12T01:00:00+02:00
density: 1.4
locationSample: Reserve pit
md: 1369
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 90
yp: -999.99
dTim: 2007-07-12T15:00:00+02:00
density: 1.4
locationSample: Reserve pit
md: 1369
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 110
yp: -999.99
dTim: 2007-07-12T20:00:00+02:00
density: 1.4
locationSample: Reserve pit
md: 1369
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 95
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued R/U for running 20" CSG. Installed FAC tool, R/U CSG tong, dressed PS-30 slips, installed  protector guides on tensioner and centralizer deck.
dTimEnd: 2007-07-12T06:00:00+02:00
dTimStart: 2007-07-12T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued rigging up for running 20" casing.
dTimEnd: 2007-07-12T07:00:00+02:00
dTimStart: 2007-07-12T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Troubleshoot problem w/casing tong
dTimEnd: 2007-07-12T07:45:00+02:00
dTimStart: 2007-07-12T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Held pre-job meeting prior to run 20" CSG.
dTimEnd: 2007-07-12T08:15:00+02:00
dTimStart: 2007-07-12T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pick up 20" shoe, intermediate and float, and thread locked same.
dTimEnd: 2007-07-12T10:00:00+02:00
dTimStart: 2007-07-12T08:15:00+02:00
md: 12
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Removed CSG guide on Odfjell spider elevator due to ID being 9mm to small.
dTimEnd: 2007-07-12T11:00:00+02:00
dTimStart: 2007-07-12T10:00:00+02:00
md: 12
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: RIH with 20" CSG F/12m T/36m
dTimEnd: 2007-07-12T11:45:00+02:00
dTimStart: 2007-07-12T11:00:00+02:00
md: 36
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box meeting, re-installed modified CSG guide to elevators.
dTimEnd: 2007-07-12T12:00:00+02:00
dTimStart: 2007-07-12T11:45:00+02:00
md: 36
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Continued RIH F/36m T/52M
dTimEnd: 2007-07-12T12:15:00+02:00
dTimStart: 2007-07-12T12:00:00+02:00
md: 52
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: PRS not operational - ET calibrated PRS.
dTimEnd: 2007-07-12T12:45:00+02:00
dTimStart: 2007-07-12T12:15:00+02:00
md: 52
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Continued RIH w/20" casing F/52m T/151m. Filled every joint w/sw. Had ROV to guide 20" CSG shoe into 30" conductor, continued running 20" casing to 214m.
dTimEnd: 2007-07-12T17:15:00+02:00
dTimStart: 2007-07-12T12:45:00+02:00
md: 214
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Replaced two sheared bolts to the make up and break out function on the piston latch of the 20" CSG tong.
dTimEnd: 2007-07-12T17:45:00+02:00
dTimStart: 2007-07-12T17:15:00+02:00
md: 214
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Continued RIH F/ 214m T/ 249m. Engaged FAC tool into 20" casing and pumped 27m³ 1.4 SG mud, 1667 lpm, 27 bars.
dTimEnd: 2007-07-12T19:00:00+02:00
dTimStart: 2007-07-12T17:45:00+02:00
md: 249
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box meeting with night shift for running 20" CSG. Released FAC tool.
dTimEnd: 2007-07-12T19:30:00+02:00
dTimStart: 2007-07-12T19:00:00+02:00
md: 249
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 20" CSG. F/249m T/460m. Filled every jnt with rest of 20m³ 1.40 SG mud, continued with SW. Had tight spot at 419m set down 6 MT, Engaged FAC tool and lubricated through obstruction at 419m.
dTimEnd: 2007-07-13T00:00:00+02:00
dTimStart: 2007-07-12T19:30:00+02:00
md: 460
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: