Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2007-08-20T00:00:00+02:00 to 2007-08-21T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
daysBehind: 25.1
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-08-21T00:00:00+02:00
dTimDiaHoleStart: 2007-08-11T15:00:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: M/U 8½" drill assy RIH same. Start drilling 8½" section.
hpht: 0
md: 3114
mdCsgLast: 3113
mdDiaHoleStart: 2576
mdPlanned: -999.99
mdStrengthForm: 2506
presTestType: formation integrity test
reportNo: 69
ropCurrent: -999.99
strengthForm: 1.48
sum24Hr: L/O cmt head, continued POOH w/ 5½" DP & BHA and L/O same. Commenced BOP test. Leak tested 9 5/8" liner & Liner hanger 25/310 bars 5/10 mins. 1.4 SG OBM. 
tightWell: 0
tvd: 2864
tvdCsgLast: 2865.6
tvdStrengthForm: 2419.5
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2007-08-20T22:00:00+02:00
density: 1.4
locationSample: Active pit
md: 3114
mudClass: oil based
presBopRating: 690
pv: 30
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 12
Pore pressure:
dTim: 2007-08-21T00:00:00+02:00
equivalentMudWeight: 1.29
md: 3114
readingKind: estimated
Survey stations:
Activities:
comments: Applied 120 bar to plug, held for 5 min. Bled of pressure to the cmt unit, 700 l in returns.
dTimEnd: 2007-08-20T00:30:00+02:00
dTimStart: 2007-08-20T00:00:00+02:00
md: 3113
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Set TSP packer according to Weatherford procedure up/down weight 160/135 MT
dTimEnd: 2007-08-20T00:45:00+02:00
dTimStart: 2007-08-20T00:30:00+02:00
md: 3113
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pressured up to 40 bar, pulled running tool out of the PBR. Pumped 80 m³ of 1.4 SG OBM 2500 lpm.
dTimEnd: 2007-08-20T01:30:00+02:00
dTimStart: 2007-08-20T00:45:00+02:00
md: 2422
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Broked connection and dropped 2 Halliburton sponge balls, continued circulate hole clean with 2500 lpm @ 95 bars. Approx. 2 m³ cement in returns.
dTimEnd: 2007-08-20T03:00:00+02:00
dTimStart: 2007-08-20T01:30:00+02:00
md: 2422
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Flow checked well, static. Pumped 5m³ 1.60 SG slug.
dTimEnd: 2007-08-20T03:30:00+02:00
dTimStart: 2007-08-20T03:00:00+02:00
md: 2422
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to L/O cmt head.
dTimEnd: 2007-08-20T04:00:00+02:00
dTimStart: 2007-08-20T03:30:00+02:00
md: 2422
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH F/2422m T/1703m.
dTimEnd: 2007-08-20T05:30:00+02:00
dTimStart: 2007-08-20T04:00:00+02:00
md: 1703
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Commenced breaking down cmt head.
dTimEnd: 2007-08-20T06:00:00+02:00
dTimStart: 2007-08-20T05:30:00+02:00
md: 1703
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued L/O CMT head.
dTimEnd: 2007-08-20T07:00:00+02:00
dTimStart: 2007-08-20T06:00:00+02:00
md: 1703
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box meeting prior to POOH w/ 5½" and TSP packer running tool.
dTimEnd: 2007-08-20T07:15:00+02:00
dTimStart: 2007-08-20T07:00:00+02:00
md: 1703
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued POOH w/ 5½" and TSP packer running tool F/1703m T120m
dTimEnd: 2007-08-20T11:30:00+02:00
dTimStart: 2007-08-20T07:15:00+02:00
md: 120
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Flow checked prior to pull BHA, well static.
dTimEnd: 2007-08-20T11:45:00+02:00
dTimStart: 2007-08-20T11:30:00+02:00
md: 120
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH w/ TSP packer running tool and L/O same.
dTimEnd: 2007-08-20T13:00:00+02:00
dTimStart: 2007-08-20T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor. Made up bull nose jet sub, ran in and washed BOP, continued running in and washed  Well head. Rotated string while washing 10-100 rpm, 2230-2500 lpm, 800-1200 Nm.
dTimEnd: 2007-08-20T14:30:00+02:00
dTimStart: 2007-08-20T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up and ran in with test plug and installed same in Well head.
dTimEnd: 2007-08-20T15:15:00+02:00
dTimStart: 2007-08-20T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to commence BOP test.
dTimEnd: 2007-08-20T15:30:00+02:00
dTimStart: 2007-08-20T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Flushed through choke and kill lines to BOP. Commenced BOP test 25/345 bars 5/10 min.
dTimEnd: 2007-08-21T00:00:00+02:00
dTimStart: 2007-08-20T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
Lithology and shows: