Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-30T00:00:00+02:00 to 2013-07-01T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-01T00:00:00+02:00
dTimDiaHoleStart: 2013-06-30T14:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run completion
hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 34
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Slipped and cut drill line.
Pulled Safelock plug.
Rigged up for completion.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-06-30T13:00:00+02:00
density: 1.03
locationSample: Flowline
md: 4770
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
dTim: 2013-06-30T21:00:00+02:00
density: 1.03
locationSample: Flowline
md: 4770
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Tested seal assembly to 345 bar - 10 minutes through multibowl test port. 
POOH with 10 3/4" MS-T seal assembly RT and laid down same.

dTimEnd: 2013-06-30T01:15:00+02:00
dTimStart: 2013-06-30T00:00:00+02:00
md: 20.9
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk.
Lined up to pressure test BOP connection and shear ram against Safe lock plug.
Performed pressure test to 30 / 345 bar - 5 / 10 minutes.
Pumped 553 liters, bled back 553 liters.

dTimEnd: 2013-06-30T02:00:00+02:00
dTimStart: 2013-06-30T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Picked up bowl protector RT and made up same to 5 1/2" DP.
RIH and installed bowl protector at 20,45 m.

dTimEnd: 2013-06-30T03:00:00+02:00
dTimStart: 2013-06-30T02:00:00+02:00
md: 20.5
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with RT.
dTimEnd: 2013-06-30T03:15:00+02:00
dTimStart: 2013-06-30T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up, slipped and cut drill line.
Calibrated drawworks after slip and cut job. 
Cleaned and cleared rig floor.
dTimEnd: 2013-06-30T07:15:00+02:00
dTimStart: 2013-06-30T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to retrieve Safe Lock plug.
dTimEnd: 2013-06-30T07:30:00+02:00
dTimStart: 2013-06-30T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Picked up Safe Lock plug RT and made up to 5 1/2" DP.
RIH with Safe Lock plug RT on 5 1/2" DP from surface to 611 m with restricted speed.
At 611 meter made up TDS and commenced washing down to 629 meter with 300 liter, 3 bar.
Increased flow rate to 2000 liter/min, 13 bar and displaced hi-pill out of well between 629 m - 621 m.
Decreased rate to 300 liter/min, 3-4 bar and washed back down to 629 meter.
Continued to wash down with 150 liter/min to top of plug at 631,6 m.



dTimEnd: 2013-06-30T10:45:00+02:00
dTimStart: 2013-06-30T07:30:00+02:00
md: 611
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Latched onto plug at 4. attempt.
Sat down 20 Ton on plug, rotated string 1/2 RH turn, took 15 Ton overpull.
Slacked off 2 Ton weight and applied 35 bar, observed pressure drop to 15 bar, bleed off pressure to 0 bar. 
Took 2 ton overpull and rotated 24 right hand turns to release plug, pulled plug free up to 627 meter.
Performed flow check for 10 minutes, ok.
RIH to below plug setting point to ensure plug was retrieved and free, ok.

dTimEnd: 2013-06-30T11:45:00+02:00
dTimStart: 2013-06-30T10:45:00+02:00
md: 631
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to POOH.
POOH with Safe Lock plug on 5 1/2" DP from 639 m to surface with restricted speed.
Inspected Safe Lock plug and RT, laid down same to cantilever.

dTimEnd: 2013-06-30T14:15:00+02:00
dTimStart: 2013-06-30T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rigfloor.
Picked up bowl protector RT and made up same to 5 1/2" DP.
RIH to 20,55 meter and attemped to retrieve bowl protector.
POOH with RT only.
Inspected RT and RIH to 20,55 meter and retrieved bowl protector.
POOH with bowl protector.

dTimEnd: 2013-06-30T15:45:00+02:00
dTimStart: 2013-06-30T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested upper / lower IBOP's and kelly hose to 20 / 345 bar - 5 /10 minutes.

Meanwhile:
Rigged up for running 7" completion string.
dTimEnd: 2013-06-30T19:00:00+02:00
dTimStart: 2013-06-30T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to rig up tubing equipment.
Changed to 7" handling gear, BX elevators, installed rotator, adjusted link tilt function.
Made up kick stand and racked back in derrick.
Installed 7" casing tong and tested same.
dTimEnd: 2013-06-30T20:45:00+02:00
dTimStart: 2013-06-30T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Installed Vario spider slips and tested same.
Rigged up cable drums on rigfloor and installed sheave for DHPG.
Prepared completion assembly #1 and #2 on deck.
dTimEnd: 2013-07-01T00:00:00+02:00
dTimStart: 2013-06-30T20:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: