Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-03-02T00:00:00+01:00 to 2009-03-03T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-03-03T00:00:00+01:00
dTimDiaHoleStart: 2009-02-27T06:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Commission XMT.
hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdPlugTop: 3193
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 43
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: Commissioned XMT.
tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued commissioning XMT.

Parallel activity:
Picked up lubricator grease injection head and made up same.  
Filled lubricator with 100% MEG.

dTimEnd: 2009-03-02T03:15:00+01:00
dTimStart: 2009-03-02T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Leak tested lubricator and grease injection head 30/200bars 5/10mins.

dTimEnd: 2009-03-02T04:15:00+01:00
dTimStart: 2009-03-02T03:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued commissioning XMT.

Parallel activity:
Continued with drop object list for derrick.
Installed flow line support frame on XMT.
Connected up hydraulic hose to WL BOP's
Nippled up NT2 connector on BOP to stump.
General maintenance on rig floor.
Completed WL rig up.
dTimEnd: 2009-03-02T06:00:00+01:00
dTimStart: 2009-03-02T04:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: