Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-18T00:00:00+02:00 to 2008-06-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-19T00:00:00+02:00
dTimDiaHoleStart: 2008-06-18T03:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue RIH w/cleaning assy. Condition mud and inflow well.
hpht: 0
md: 3750
mdCsgLast: 3695
mdDiaHoleStart: 3750
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 64
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Jet washed BOP/Surface well head. Performed BOP pressure test. Pressure tested the well/7" liner to 310 bars 10 min 1.36 SG OBM.  RIH w/cleaning assy. on 3 ½" DP from surface to 630m. 3½" DP ran singles from cantilever. Had problems with PDM, HTS roller and Tail arm of HTS.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-18T13:00:00+02:00
density: 1.36
locationSample: Active pit
md: 3750
mudClass: oil based
presBopRating: 690
pv: 27
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8
dTim: 2008-06-18T22:00:00+02:00
density: 1.36
locationSample: Active pit
md: 3750
mudClass: oil based
presBopRating: 690
pv: 27
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8
Pore pressure:
dTim: 2008-06-19T00:00:00+02:00
equivalentMudWeight: 1.02
md: 3006
readingKind: measured
Survey stations:
Activities:
comments: Continued POOH with 7" line hanger RT 5½" DP from 1122m to 216m. Trip time 906 m/hour

dTimEnd: 2008-06-18T01:00:00+02:00
dTimStart: 2008-06-18T00:00:00+02:00
md: 216
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up Cmt head with 6 pup, made up same and broke out the 6 m pup and laid out the Cmt head.

dTimEnd: 2008-06-18T01:45:00+02:00
dTimStart: 2008-06-18T01:00:00+02:00
md: 216
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued POOH with 7" line hanger RT 5½" DP from 216m to surface. Trip time 432 m/hour.

dTimEnd: 2008-06-18T02:15:00+02:00
dTimStart: 2008-06-18T01:45:00+02:00
md: 10
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed out PS-21 slip to master bushing. Cleaned around RT.

dTimEnd: 2008-06-18T02:45:00+02:00
dTimStart: 2008-06-18T02:15:00+02:00
md: 10
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Racked back last stand of DP. Broke out 6m pup and laid out the Liner hanger RT.
dTimEnd: 2008-06-18T03:30:00+02:00
dTimStart: 2008-06-18T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to run with BOP/surface well head cleaning assy.
dTimEnd: 2008-06-18T03:45:00+02:00
dTimStart: 2008-06-18T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up BOP/Surface well head cleaning assy.
dTimEnd: 2008-06-18T05:00:00+02:00
dTimStart: 2008-06-18T03:45:00+02:00
md: 72
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Started cleaning/jetting the BOP/Surface well head with 3100 lpm 70 bars.
dTimEnd: 2008-06-18T06:00:00+02:00
dTimStart: 2008-06-18T05:00:00+02:00
md: 87
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued Jet washing the BOP/Surface well head, 3100 lpm, 65 bars. Opened and closed BOP rams.
dTimEnd: 2008-06-18T06:15:00+02:00
dTimStart: 2008-06-18T06:00:00+02:00
md: 82
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with Well protector and washing assy and laid out same.

dTimEnd: 2008-06-18T07:15:00+02:00
dTimStart: 2008-06-18T06:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up one 5½" DP stand ran in and displaced BOP surface lines to water.

dTimEnd: 2008-06-18T08:30:00+02:00
dTimStart: 2008-06-18T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up wear bushing RT. Ran in and retrieved the Wear bushing after two attempts.

dTimEnd: 2008-06-18T09:15:00+02:00
dTimStart: 2008-06-18T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up BOP test assy. Ran in and set same.

dTimEnd: 2008-06-18T11:00:00+02:00
dTimStart: 2008-06-18T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up for BOP testing. Flushed surface lines.

dTimEnd: 2008-06-18T11:15:00+02:00
dTimStart: 2008-06-18T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested the BOP as per Maersk procedure. 20/345 bars 5/10 mins.
Simultaneously tested the Rotary hose, auto IBOP and manually IBOP.

dTimEnd: 2008-06-18T16:00:00+02:00
dTimStart: 2008-06-18T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Rigged down pressure test equipment and POOH with the test plug.

dTimEnd: 2008-06-18T17:00:00+02:00
dTimStart: 2008-06-18T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up Wear bushing RT to one DP stand installed Wear bushing. Made up to TDS.

dTimEnd: 2008-06-18T17:30:00+02:00
dTimStart: 2008-06-18T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with Wear bushing. Washed surface well head, 3700 lpm, 86 bars and 5 rpm. Installed the Wear bushing. POOH with Wear bushing RT. 

dTimEnd: 2008-06-18T18:30:00+02:00
dTimStart: 2008-06-18T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up for pressure test the well/7" liner against Shear ram.

dTimEnd: 2008-06-18T19:00:00+02:00
dTimStart: 2008-06-18T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to rig up for RIH with cleaning assy. on 3½" DP.  Checked line up to pressure test the well/7" liner.
dTimEnd: 2008-06-18T19:30:00+02:00
dTimStart: 2008-06-18T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor. Started rig up for RIH with cleaning assy. on 3½" DP. 

Simultaneously pressure tested the well/7" liner to 310 bars 10 min 1.36 SG OBM. Pumped 2375 litres had 2375 litres in return.

dTimEnd: 2008-06-18T20:30:00+02:00
dTimStart: 2008-06-18T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued rigging up for RIH with cleaning assy. on 3½" DP. Checked out all equipment for loose items. Function tested auto slips. Problems with HTS.
dTimEnd: 2008-06-18T21:30:00+02:00
dTimStart: 2008-06-18T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Repaired Power Rollers (HTS). 

dTimEnd: 2008-06-18T22:00:00+02:00
dTimStart: 2008-06-18T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Picked up cleaning assy. and made up same as per SPS instructions. PDM could not be operated from dog house.

dTimEnd: 2008-06-18T22:30:00+02:00
dTimStart: 2008-06-18T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Electric technician repaired PDM.
dTimEnd: 2008-06-18T23:00:00+02:00
dTimStart: 2008-06-18T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Picked up and made up cleaning assy. RIH same on 3 ½" DP from surface to 100m. Picked up 3½" DP singles from cantilever. Trip time 133 m/hour.

dTimEnd: 2008-06-18T23:45:00+02:00
dTimStart: 2008-06-18T23:00:00+02:00
md: 100
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to remove master bushing and install auto slip.

dTimEnd: 2008-06-19T00:00:00+02:00
dTimStart: 2008-06-18T23:45:00+02:00
md: 100
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: