Daily Drilling Report
Well: NO 15/9-F-15 A
Report period: 2009-01-06T00:00:00+01:00 to 2009-01-07T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-12-11T15:00:00+01:00
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-01-07T00:00:00+01:00
dTimDiaHoleStart: 2008-12-24T10:00:00+01:00
diaHole: 8.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Change out sick valve for operating the elevators. POOH with 8½" BHA and LO same. Perform BOP test. Prepare for P&A.
hpht: 0
md: 4095
mdCsgLast: 2561.8
mdDiaHoleStart: 2591
mdPlanned: -999.99
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 27
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Dropped Gyro and pumped down same. POOH with 8½" to 2531m. Changed wash pipe. Unable to continue work on the rig floor due to exhaust fumes.
tightWell: 0
tvd: 3213
tvdCsgLast: 2416.2
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2009-01-06T20:00:00+01:00
density: 1.34
locationSample: Flowline
md: 4095
mudClass: oil based
presBopRating: 690
pv: 24
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10
dTim: 2009-01-06T10:00:00+01:00
density: 1.34
locationSample: Flowline
md: 4095
mudClass: oil based
presBopRating: 690
pv: 23
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10.5
Pore pressure:
Survey stations:
Activities:
comments: Continued POOH with WL from 450m to surface. Held tool box talk and RD CSES, LO VSP logging String and Schlumburger WL equipment, LO X-overs.
dTimEnd: 2009-01-06T02:45:00+01:00
dTimStart: 2009-01-06T00:00:00+01:00
md: 4083
phase: fixed
proprietaryCode: drilling -- survey
state: ok
stateDetailActivity: success
comments: Circulated BU 2100 lpm, 170 bars, 160 rpm. 
Meanwhile RD WL on the rig floor, V door and the cantilever.

dTimEnd: 2009-01-06T04:45:00+01:00
dTimStart: 2009-01-06T02:45:00+01:00
md: 4083
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held tool box talk and assemblied the Gyro data tool, waited for gyro to warm up to 40 degrees to check if working - not working.
dTimEnd: 2009-01-06T05:00:00+01:00
dTimStart: 2009-01-06T04:45:00+01:00
md: 4083
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Changed batteries in gyro tool.
dTimEnd: 2009-01-06T06:00:00+01:00
dTimStart: 2009-01-06T05:00:00+01:00
md: 4083
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: equipment failure
comments: Dropped Gyro and pumped down same as per Gyro-data instructions, 375 lpm and 1100 lpm. Torque off bottom = 13 - 18 kNm

Meanwhile install PS21 auto slips.

dTimEnd: 2009-01-06T08:30:00+01:00
dTimStart: 2009-01-06T06:00:00+01:00
md: 4083
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Down linked sonic tool as per instructions.

dTimEnd: 2009-01-06T09:15:00+01:00
dTimStart: 2009-01-06T08:30:00+01:00
md: 4083
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RIH to 4093 m took up/down weight 210/144 MT, followed gyro instructions, took rotation shots.

dTimEnd: 2009-01-06T09:45:00+01:00
dTimStart: 2009-01-06T09:15:00+01:00
md: 4093
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Flow checked well - well static.

dTimEnd: 2009-01-06T10:00:00+01:00
dTimStart: 2009-01-06T09:45:00+01:00
md: 4093
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: POOH pumping, from 4093 m @ 1000 lpm, Took rotation shots @ 3784m to 3343m. Pulling speed 198 m/hours. ESD shut down on production. 

dTimEnd: 2009-01-06T14:00:00+01:00
dTimStart: 2009-01-06T10:00:00+01:00
md: 3300
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: ESD shut down on production, Waited on electrician to reset equipment on drill floor.

dTimEnd: 2009-01-06T15:15:00+01:00
dTimStart: 2009-01-06T14:00:00+01:00
md: 3300
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued to pump out of hole from 3300m, took rotation shots @ 3180m to 2536m inside shoe. Pulling speed 173 m/hours. Evacuated rig floor due to exhaust fumes entering rig floor. 
Continued reporting on F-99.
dTimEnd: 2009-01-06T20:00:00+01:00
dTimStart: 2009-01-06T15:15:00+01:00
md: 2531
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Circulated bottom up from manual controls in pump room, 1950 lpm 129 bars. 
Continued reporting on F-99.
dTimEnd: 2009-01-06T22:45:00+01:00
dTimStart: 2009-01-06T21:15:00+01:00
md: 2531
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: