Daily Drilling Report
Well: NO 15/9-19 B
Report period: 1998-01-31T00:00:00+01:00 to 1998-02-01T00:00:00+01:00
Wellbore info:
dTimSpud: 1997-12-05T00:00:00+01:00
daysBehind: 81.9
operator: Statoil
rigAlias: name: BYFORD DOLPHIN
name: 341331
Status:
dTim: 1998-02-01T00:00:00+01:00
dTimDiaHoleStart: 1998-01-18T18:00:00+01:00
distDrill: -999.99
elevKelly: 25
fixedRig: false
forecast24Hr: INSTALL PROTECTION HATCH AND START ANCHOR HANDLING.
hpht: 0
md: -999.99
mdCsgLast: 4643
mdDiaHoleStart: 110
mdKickoff: 2911
mdPlanned: -999.99
reportNo: 58
ropCurrent: -999.99
sum24Hr: PREPARED AND RUN IN AND RETRIVED BOP. SET CORROSION CAP AND ATACHED
PROTECTION HATCH.
tightWell: 0
waterDepth: 85
wellheadElevation: 106.5
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: MADE UP NEW FLEX JOINT AND INSTALL ON LMRP. TRANSPORTED LMRP ONTO LANDING BEAMS AND MADE UP TO RISER JT.
dTimEnd: 1998-01-31T06:00:00+01:00
dTimStart: 1998-01-31T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: fail
stateDetailActivity: equipment failure
comments: MOUNTED POD FEMALE RECEPTICALS AND INSTALLED 1 POD AND 2 GUIDELINES
dTimEnd: 1998-01-31T08:30:00+01:00
dTimStart: 1998-01-31T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: fail
stateDetailActivity: equipment failure
comments: RAN IN WITH LMRP TO 9 M ABOVE GUIDE POSTS.
dTimEnd: 1998-01-31T13:30:00+01:00
dTimStart: 1998-01-31T08:30:00+01:00
md: 98
phase: fixed
proprietaryCode: interruption -- repair
state: fail
stateDetailActivity: equipment failure
comments: POSITIONED RIG FROM STB SIDE TO WELL CENTER.
dTimEnd: 1998-01-31T17:00:00+01:00
dTimStart: 1998-01-31T13:30:00+01:00
md: 98
phase: fixed
proprietaryCode: interruption -- repair
state: fail
stateDetailActivity: equipment failure
comments: PREPARED TO LAND LMRP. LANDED AT 1830 HRS AND PERFORMED OVER PULL TEST AFTER CONFIRMED LATCH WITH 25 T.
dTimEnd: 1998-01-31T19:00:00+01:00
dTimStart: 1998-01-31T17:00:00+01:00
md: 110
phase: fixed
proprietaryCode: interruption -- repair
state: fail
stateDetailActivity: equipment failure
comments: UNLATCHED BOP AND PULLED 2M ABOVE WELLHEAD. TOP OF BOP FRAME BUMPER INTERFERED WITH TEMPLATE STRUCTURE AT AFT SIDE. PULLED RIG 5M FORWARD AND PULLED BOP 8M ABOVE GUIDE POSTS.
dTimEnd: 1998-01-31T19:30:00+01:00
dTimStart: 1998-01-31T19:00:00+01:00
md: 108
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: MOVED RIG 30M OFF LOCATION IN 020 DEGR DIRECTION.
dTimEnd: 1998-01-31T20:30:00+01:00
dTimStart: 1998-01-31T19:30:00+01:00
md: 100
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: PULLED BOP AND LANDED ON SKID BEAMS. DISCONNECTED RISER AND REMOVED GUIDELINES.
dTimEnd: 1998-02-01T00:00:00+01:00
dTimStart: 1998-01-31T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: