Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2014-01-10T00:00:00+01:00 to 2014-01-11T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-11T00:00:00+01:00
dTimDiaHoleStart: 2014-01-06T22:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with perforation run #3. L/D toolstring. 
P/U perforation toolstring #4. RIH with same.

hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 57
ropCurrent: -999.99
sum24Hr: Correlated across interval 4524 m to 4536 m. POOH with perforation string on WL from 4536 m. L/D gun assy. Change cable head.  P/U perforating assy no. 3 and RIH with same to 500 m. Performed test on tools. Lost communication to tools. POOH with perforating assy no. 3. Inspected and tested tool string firing head.
tightWell: 0
tvd: 3212
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-01-11T00:00:00+01:00
density: 1.03
md: -999.99
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Correlated across interval 4524 m to 4536 m.  
9 th pass.
dTimEnd: 2014-01-10T06:00:00+01:00
dTimStart: 2014-01-10T00:00:00+01:00
md: 4536
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across interval 4524 m to 4536 m.
9 th pass.
dTimEnd: 2014-01-10T06:45:00+01:00
dTimStart: 2014-01-10T06:00:00+01:00
md: 4536
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval from 4524 m to 4536 m with WHP 15 bar. WHP stabilized at 25 bar.
dTimEnd: 2014-01-10T07:00:00+01:00
dTimStart: 2014-01-10T06:45:00+01:00
md: 4536
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 4536 m to 230 m with perforating gun assembly no. 2.
Powered down logging unit.
dTimEnd: 2014-01-10T09:30:00+01:00
dTimStart: 2014-01-10T07:00:00+01:00
md: 230
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tools in catcher. Closed SV, 9,8 bar SIWHP. Closed HMW.
dTimEnd: 2014-01-10T10:00:00+01:00
dTimStart: 2014-01-10T09:30:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Inflow tested HMV with SIWHP 5 bar for 10 min. Meanwhile performed pre-job meeting prior to R/D lubricator and changing out tool string and L/O guns.
dTimEnd: 2014-01-10T10:30:00+01:00
dTimStart: 2014-01-10T10:00:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Bled off pressure in lubricator and purged clean with nitrogen.
dTimEnd: 2014-01-10T10:45:00+01:00
dTimStart: 2014-01-10T10:30:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator at QST. L/D tractor, tool string and guns. Checked and tested system.
dTimEnd: 2014-01-10T12:00:00+01:00
dTimStart: 2014-01-10T10:45:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Change cable head and prepared guns for run no. 3.
dTimEnd: 2014-01-10T16:30:00+01:00
dTimStart: 2014-01-10T12:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to P/U guns, tool string and tractor.
dTimEnd: 2014-01-10T16:45:00+01:00
dTimStart: 2014-01-10T16:30:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U guns, tool string and tractor for perforating run no. 3.
dTimEnd: 2014-01-10T17:30:00+01:00
dTimStart: 2014-01-10T16:45:00+01:00
md: 12
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Trouble shot communication to tractor. Changed out tractor unit.
dTimEnd: 2014-01-10T17:45:00+01:00
dTimStart: 2014-01-10T17:30:00+01:00
md: 12
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U guns, tool string and tractor for perforating run no. 3.
dTimEnd: 2014-01-10T19:00:00+01:00
dTimStart: 2014-01-10T17:45:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to complete and stab on lubricator.
dTimEnd: 2014-01-10T19:15:00+01:00
dTimStart: 2014-01-10T19:00:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U lubricator at QST. Pressure tested lubricator to 345 bar. Filled riser with meg.
dTimEnd: 2014-01-10T19:45:00+01:00
dTimStart: 2014-01-10T19:15:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string on WL to 500 m.
dTimEnd: 2014-01-10T20:30:00+01:00
dTimStart: 2014-01-10T19:45:00+01:00
md: 500
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed test on tools. Lost communication to tools.
dTimEnd: 2014-01-10T21:30:00+01:00
dTimStart: 2014-01-10T20:30:00+01:00
md: 500
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH from 500 m with perforation string on WL. Tools in catcher. Closed SV, 21,2 bar SIWHP. Closed HMW.
dTimEnd: 2014-01-10T22:00:00+01:00
dTimStart: 2014-01-10T21:30:00+01:00
md: 27
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Inflow tested HMV with SIWHP 5 bar for 10 min. Meanwhile performed pre-job meeting prior to break lubricator and check tool string.
dTimEnd: 2014-01-10T23:00:00+01:00
dTimStart: 2014-01-10T22:00:00+01:00
md: 27
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Broke out lubricator at QST. Inspected and tested tool string firing head.
dTimEnd: 2014-01-10T23:30:00+01:00
dTimStart: 2014-01-10T23:00:00+01:00
md: 27
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Removed firing head.
dTimEnd: 2014-01-11T00:00:00+01:00
dTimStart: 2014-01-10T23:30:00+01:00
md: 27
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
Lithology and shows: