Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-25T00:00:00+01:00 to 2009-02-26T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-26T00:00:00+01:00
dTimDiaHoleStart: 2009-02-24T06:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 38
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: Completed feeding control lines through the tubing hanger. RIH and land tubing hanger. Set production packer, pressure tested tubing to 345 bars 15 min. Inflow tested DHSV.
tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Marked space out string. POOH with space out string and laid out same. As POOH the control lines got caught under the spider slip and bent. Lost signal to DHPG. Still enough lines to make up tubing hanger without making any splice. 

dTimEnd: 2009-02-25T01:30:00+01:00
dTimStart: 2009-02-25T00:00:00+01:00
md: 2796
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box talk and removed Weatherford spider slips. Reconfigured banana sheaves. Installed master bushing. Return sheaves to original state.

dTimEnd: 2009-02-25T03:00:00+01:00
dTimStart: 2009-02-25T01:30:00+01:00
md: 2796
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Removed spider slips from rig floor.

dTimEnd: 2009-02-25T03:15:00+01:00
dTimStart: 2009-02-25T03:00:00+01:00
md: 2796
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Laid out 6m pup and 12m joint.

dTimEnd: 2009-02-25T04:00:00+01:00
dTimStart: 2009-02-25T03:15:00+01:00
md: 2776
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up new 6m pup and made up same. 

dTimEnd: 2009-02-25T04:30:00+01:00
dTimStart: 2009-02-25T04:00:00+01:00
md: 2794
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked and made up tubing hanger. Secured the control lines with a clamp on upper tubing coupling. Lowered the tubing hanger down to a convenient working height.
dTimEnd: 2009-02-25T05:15:00+01:00
dTimStart: 2009-02-25T04:30:00+01:00
md: 2796
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cut the control lines 3 m above tubing hanger and started feeding the control lines through the tubing hanger. Checked signal to DHPG ok.
dTimEnd: 2009-02-25T06:00:00+01:00
dTimStart: 2009-02-25T05:15:00+01:00
md: 2796
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued feeding the control lines through the tubing hanger. Leak tested all penetrations/fittings simultaneously through the 1/8" test ports, as per Vetco procedure, to 35/345 bars 5/10 minutes.

dTimEnd: 2009-02-25T10:00:00+01:00
dTimStart: 2009-02-25T06:00:00+01:00
md: 2796
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and installed C-plate, landed of tubing hanger. Laid out tubing hanger handling sub.

dTimEnd: 2009-02-25T11:45:00+01:00
dTimStart: 2009-02-25T10:00:00+01:00
md: 2796
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and picked/made up tubing hanger running tool to communication collar. Connected ASV, chemical injection and DHSV lines to ports on running tool. Leak tested ASV and DHSV to 560bars 10 minutes.

dTimEnd: 2009-02-25T13:30:00+01:00
dTimStart: 2009-02-25T11:45:00+01:00
md: 2796
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Connected tubing hanger running tool lock/unlock lines to Vetco reel. Repeated test on ASV due to discrepancies.

dTimEnd: 2009-02-25T14:15:00+01:00
dTimStart: 2009-02-25T13:30:00+01:00
md: 2796
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Investigated problem. Found indication of communication between the ASV and DHSV chambers in the communication collar and running tool.

dTimEnd: 2009-02-25T16:45:00+01:00
dTimStart: 2009-02-25T14:15:00+01:00
md: 2796
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Disconnected control lines from running tool. Laid out primary running tool. Changed out seals on communication collar. Prepared back up running tool.
dTimEnd: 2009-02-25T18:00:00+01:00
dTimStart: 2009-02-25T16:45:00+01:00
md: 2796
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Picked/made up back-up tubing hanger running tool to communication collar. Connected ASV, chemical injection and DHSV lines to ports on running tool. Leak tested ASV and DHSV to 545 bars 10 mins.

dTimEnd: 2009-02-25T20:30:00+01:00
dTimStart: 2009-02-25T18:00:00+01:00
md: 2796
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed the 'C' plate. RIH with the tubing hanger. Drained riser prior to land tubing hanger. Landed the tubing hanger no-go shoulder in the Multi Bowl, slacked off weight. Observed no drag stinging into 7" liner. Verified correct tubing hanger land off and tubing hanger seal integrity, leak tested through port #1 and #2 on Multi Bowl to 35 bars/5 min. 

dTimEnd: 2009-02-25T22:45:00+01:00
dTimStart: 2009-02-25T20:30:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made 7" Vam Top x 2" 1502 swedge to landing string and cement line.

dTimEnd: 2009-02-25T23:15:00+01:00
dTimStart: 2009-02-25T22:45:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Locked tubing hanger into WH. 

dTimEnd: 2009-02-26T00:00:00+01:00
dTimStart: 2009-02-25T23:15:00+01:00
md: 2817
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: