Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-27T00:00:00+01:00 to 2008-01-28T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-28T00:00:00+01:00
dTimDiaHoleStart: 2008-01-24T14:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 7" tubing from 2528 m to 3033 m MD. Pull back and install space-out pups. MU TH and terminate CLs, chemical injection line and cable terminated at TH. MU communication collar and TH running tool. RIH and land and test the TH. 
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 125
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Ran 7" tubing from 1620 to DHSV assembly. MU DHSV and connected and tested CL to 570 bar/10 min. 
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-27T20:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: 3520
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-28T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Ran 7" tubing, cable and clamps from 1322 m to 1620 m MD. Maintained 100 bar pressure on chemical injection line while RIH. Average running speed is 5,5 joint/hr. Up weight 132 MT / down weight 111 MT at 1500 m MD.
dTimEnd: 2008-01-27T06:00:00+01:00
dTimStart: 2008-01-27T00:00:00+01:00
md: 1620
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7" tubing, cable and clamps from 1620 m to 1738 m MD. Pressure dropped from 100 to 25 bar  on chemical injection line.
dTimEnd: 2008-01-27T08:30:00+01:00
dTimStart: 2008-01-27T06:00:00+01:00
md: 1738
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Bled off pressure in chemical injection line and observed for pressure build up. No pressure increase observed. Pressured up to 50 bar and observed that it bled back to 25 bar.

Meanwhile serviced PRS and TDS.
dTimEnd: 2008-01-27T10:45:00+01:00
dTimStart: 2008-01-27T08:30:00+01:00
md: 1738
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7" tubing, cable and clamps from 1738 m to 2428 m MD. Pressure increased from 25 bar to 35 bar on chemical injection line while RIH. Average running speed was 5,5 joint/hr. 

Took 4.5 MT weight when entering 9 5/8" tieback hanger at 2412 m MD. PU 8 MT and continued to RIH at slow speed.
dTimEnd: 2008-01-28T00:00:00+01:00
dTimStart: 2008-01-27T10:45:00+01:00
md: 2428
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: