Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2009-07-13T00:00:00+02:00 to 2009-07-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
daysBehind: 2.4
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-07-14T00:00:00+02:00
dTimDiaHoleStart: 2009-07-11T20:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Remove riser. Install tubing bonnet assembly. Leak test connections to 69 bar.
hpht: 0
md: 1206
mdCsgLast: 1201
mdDiaHoleStart: 1206
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 11
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Installed penetrator incluning seals through hanger. Spaced out and spliced cable. Attached and pressure tested peneterator o-ring to 69 bar / 10 min. OK. RIH and landed hanger 20,92m in on landing string. L/D tubing hanger. Removed casing tong. Made several attempts to disconnect riser, no go.
tightWell: 0
tvdCsgLast: 1012
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
dTim: 2009-07-13T22:00:00+02:00
density: 103
locationSample: Reserve pit
md: 1206
mudClass: other
presBopRating: 0
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Ran 7 5/8" tubing from 273 m to 357 m.
dTimEnd: 2009-07-13T02:30:00+02:00
dTimStart: 2009-07-13T00:00:00+02:00
md: 357
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed electrical check of down hole system. Changed inserts in elevator. Confirmed remaining liner joints on deck-OK.
dTimEnd: 2009-07-13T02:45:00+02:00
dTimStart: 2009-07-13T02:30:00+02:00
md: 357
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Made up tubing hanger/swivel assembly.
dTimEnd: 2009-07-13T03:15:00+02:00
dTimStart: 2009-07-13T02:45:00+02:00
md: 357
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke FAST connection. Oriented the tubing hanger. Made up FAST connection. Cleared rig floor of redundant equipment.
dTimEnd: 2009-07-13T05:00:00+02:00
dTimStart: 2009-07-13T03:15:00+02:00
md: 357
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed clamps on tubing for protection while removing hydraulic power slips and installing master bushing. Removed hydraulic power slips.
dTimEnd: 2009-07-13T06:00:00+02:00
dTimStart: 2009-07-13T05:00:00+02:00
md: 357
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed penetrator incluning seals through hanger.
dTimEnd: 2009-07-13T07:00:00+02:00
dTimStart: 2009-07-13T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Schlumberger prepared for electrical cable splice.
dTimEnd: 2009-07-13T08:15:00+02:00
dTimStart: 2009-07-13T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Spaced out and spliced cable.
dTimEnd: 2009-07-13T12:00:00+02:00
dTimStart: 2009-07-13T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Attached peneterator to hanger.
dTimEnd: 2009-07-13T12:15:00+02:00
dTimStart: 2009-07-13T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Pressure tested peneterator o-ring to 69 bar / 10 min. OK.
dTimEnd: 2009-07-13T12:30:00+02:00
dTimStart: 2009-07-13T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Tested electric cable. TBT prior to pull mastrer bushing.
dTimEnd: 2009-07-13T13:45:00+02:00
dTimStart: 2009-07-13T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Ran hanger through rotary table. Had to remove master bushing.
dTimEnd: 2009-07-13T14:00:00+02:00
dTimStart: 2009-07-13T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: RIH and landed hanger 20,92m in on landing string.
dTimEnd: 2009-07-13T14:45:00+02:00
dTimStart: 2009-07-13T14:00:00+02:00
md: 20.9
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Checked electrical cable, OK.
dTimEnd: 2009-07-13T15:00:00+02:00
dTimStart: 2009-07-13T14:45:00+02:00
md: 20.9
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected Tubing Hanger Running Tool and  POOH with same.
dTimEnd: 2009-07-13T15:15:00+02:00
dTimStart: 2009-07-13T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: TBT prior to remove casing tong.
dTimEnd: 2009-07-13T15:30:00+02:00
dTimStart: 2009-07-13T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed casing tong.
dTimEnd: 2009-07-13T16:00:00+02:00
dTimStart: 2009-07-13T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: B/O and L/D Running Tool on deck.
dTimEnd: 2009-07-13T16:30:00+02:00
dTimStart: 2009-07-13T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rigfloor.
dTimEnd: 2009-07-13T17:00:00+02:00
dTimStart: 2009-07-13T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: TBT / SJA  and preparation to pull diverter.
dTimEnd: 2009-07-13T18:15:00+02:00
dTimStart: 2009-07-13T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled master bushing, installed handrails around rotary. Installed lifting equipment for diverter.
dTimEnd: 2009-07-13T19:00:00+02:00
dTimStart: 2009-07-13T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: TBT prior to pull diverter.
dTimEnd: 2009-07-13T19:15:00+02:00
dTimStart: 2009-07-13T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled diverter and L/D same on deck.
dTimEnd: 2009-07-13T19:45:00+02:00
dTimStart: 2009-07-13T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up double set of slings for pulling riser, held TBT.
dTimEnd: 2009-07-13T20:45:00+02:00
dTimStart: 2009-07-13T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed slings and attempted to pull riser. No go.
dTimEnd: 2009-07-14T00:00:00+02:00
dTimStart: 2009-07-13T20:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: