Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-27T00:00:00+01:00 to 2014-03-28T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-28T00:00:00+01:00
dTimDiaHoleStart: 2014-03-22T11:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Land Production Riser. Test TBC.
Install centralisers, Boat collison stool and Tensioner ring assy.
Cut the Riser tension joint.
Install surface Wellhead (Multibowl).
Install surface riser.

hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 35
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Waited on weather window for running Production Riser.
Ran Production Riser to 95 m.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-27T21:00:00+01:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather window for running Production Riser.
Meanwhile cleaned  and cleared in drilling areas, and performed PMs.
Production advised to shut-down at 09:00 hrs.
dTimEnd: 2014-03-27T10:00:00+01:00
dTimStart: 2014-03-27T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Held TBT for all involved personnel for running of Production Riser.
dTimEnd: 2014-03-27T10:30:00+01:00
dTimStart: 2014-03-27T10:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waiting on weather / Production shut down.
dTimEnd: 2014-03-27T11:30:00+01:00
dTimStart: 2014-03-27T10:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Ran Production Riser as per tally to 30 m. Tested each connection to 207 bar for 5 min.
dTimEnd: 2014-03-27T13:30:00+01:00
dTimStart: 2014-03-27T11:30:00+01:00
md: 30
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Attached Guide wires to clamp on Riser. Ran wires to template and established by ROV assistance.
dTimEnd: 2014-03-27T14:30:00+01:00
dTimStart: 2014-03-27T13:30:00+01:00
md: 30
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran double Production Riser from 30 to 38 m (second double) and tested connection to 207 bar for 5 min.
Problems with port Crane occured.
dTimEnd: 2014-03-27T15:45:00+01:00
dTimStart: 2014-03-27T14:30:00+01:00
md: 38
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Changed out solenoid valve on port Crane brake system.
dTimEnd: 2014-03-27T17:45:00+01:00
dTimStart: 2014-03-27T15:45:00+01:00
md: 38
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Ran double Production Riser from 38 to 66 m (third double) and tested connection to 207 bar for 5 min.
dTimEnd: 2014-03-27T18:15:00+01:00
dTimStart: 2014-03-27T17:45:00+01:00
md: 66
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Deck crew performed TOFS and evaluated use of port Crane due to earlier equipment failures.
dTimEnd: 2014-03-27T18:45:00+01:00
dTimStart: 2014-03-27T18:15:00+01:00
md: 66
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed handover meeting for new arrived shift.
dTimEnd: 2014-03-27T19:00:00+01:00
dTimStart: 2014-03-27T18:45:00+01:00
md: 66
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT for running Production Riser.
dTimEnd: 2014-03-27T19:15:00+01:00
dTimStart: 2014-03-27T19:00:00+01:00
md: 66
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited due to deck personnel handling shuttle helicopter.
dTimEnd: 2014-03-27T20:15:00+01:00
dTimStart: 2014-03-27T19:15:00+01:00
md: 66
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Ran double Production Riser from 66 to 95 m (fourth double) and tested connection to 207 bar for 5 min.
Tested connection in middle of double to 207 bar for 5 min.
dTimEnd: 2014-03-27T23:00:00+01:00
dTimStart: 2014-03-27T20:15:00+01:00
md: 95
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U upper pup Riser joint and M/U same.
dTimEnd: 2014-03-28T00:00:00+01:00
dTimStart: 2014-03-27T23:00:00+01:00
md: 95
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: