Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-25T00:00:00+01:00 to 2014-03-26T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-26T00:00:00+01:00
dTimDiaHoleStart: 2014-03-22T11:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Wait on crane repair. 
L/D Tensioning joint.
Run Production risers.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 33
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Continued pulling HPDR from 35 to 12 m. Problems with Stb Crane occured.
Installed Guide Funnel and waited for crane.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-25T21:00:00+01:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued pulling HPDR from 35 to 12 m.
dTimEnd: 2014-03-25T03:30:00+01:00
dTimStart: 2014-03-25T00:00:00+01:00
md: 12
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Due to limited deckspace, waited for loading a riser basket from boat and emptying it.
Problems with Port crane occured.
dTimEnd: 2014-03-25T04:45:00+01:00
dTimStart: 2014-03-25T03:30:00+01:00
md: 12
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited on Crane repair: Trouble shot problem with fluctating pressure on Port Crane emergency brake.
Started to change out pump.

Hoisted Tension joint above RKB. Closed spider and secured C-plates on top. Informed Production to start up at 13:00 hrs.

Meanwhile pressure tested TDS auto/man IBOP and Kelly hose to 20/345 bar for 5/10 min.
M/U RT for Production Riser to std and racked in derrick. Performed maintenance and derrick inspection.
dTimEnd: 2014-03-25T17:15:00+01:00
dTimStart: 2014-03-25T04:45:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Held TBT and installed Guide Funnel using Aft crane.
dTimEnd: 2014-03-25T19:45:00+01:00
dTimStart: 2014-03-25T17:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued changing out pump on Port crane. Further cleaned oil system and changed oil.
Meanwhile ROV cleaned and installed VX gasket and Debris cap.
Continued to perform maintenance on drilling equipment.
dTimEnd: 2014-03-26T00:00:00+01:00
dTimStart: 2014-03-25T19:45:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
Lithology and shows: