Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2008-04-12T00:00:00+02:00 to 2008-04-13T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
daysBehind: 21.5
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-04-13T00:00:00+02:00
dTimDiaHoleStart: 2008-04-12T20:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install XMT assy and flowline and test same. Pull dart and BPV.

hpht: 0
md: 3510
mdCsgLast: 3508
mdDiaHoleStart: 3510
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 97
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: ND BOP and surface riser. Installed spacer spool on WH and dart in BPV. Skidded rig to lift XMT into wellhead module. Lifted XMT on to F-4 spacer spool. 
tightWell: 0
tvd: 3138.8
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2008-04-12T15:00:00+02:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-04-13T00:00:00+02:00
equivalentMudWeight: 1.08
md: 3510
readingKind: measured
Survey stations:
Activities:
comments: POOH with running string and LD RT.
dTimEnd: 2008-04-12T00:30:00+02:00
dTimStart: 2008-04-12T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: RD completion handling equipment.
dTimEnd: 2008-04-12T02:45:00+02:00
dTimStart: 2008-04-12T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: PU 2 joints of 5 1/2" HWDP and RIH and drained riser.
dTimEnd: 2008-04-12T03:45:00+02:00
dTimStart: 2008-04-12T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: ND and pulled diverter.
dTimEnd: 2008-04-12T06:00:00+02:00
dTimStart: 2008-04-12T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Continued ND diverter. Went trough SJA and procedure with day crew. Attached slings to slick joint. Prepared barriers, handrails and slings. Lifted out diverter. Installed outer ring and master bushings. Loosened nuts on slick joint.
dTimEnd: 2008-04-12T10:15:00+02:00
dTimStart: 2008-04-12T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and reviewed SJA and procedures. Disconnected tension cylinders in WH module.
dTimEnd: 2008-04-12T12:00:00+02:00
dTimStart: 2008-04-12T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: ND NT2 connection on BOP. Informed production department to shut in well at 12.30.
dTimEnd: 2008-04-12T13:15:00+02:00
dTimStart: 2008-04-12T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited on production  to shut in well. Meanwhile removed 2 HP hoses connected to WH.
dTimEnd: 2008-04-12T14:00:00+02:00
dTimStart: 2008-04-12T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: ND slick joint and BOP.
dTimEnd: 2008-04-12T14:45:00+02:00
dTimStart: 2008-04-12T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Dismantled scaffolding on NT2 connection in moonpool and installed slings on riser. RU for disconnecting riser NT2 connection and disconnected same.
dTimEnd: 2008-04-12T16:15:00+02:00
dTimStart: 2008-04-12T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Dismantled scaffolding in moonpool. PU riser and terminated control lines on well head. Installed carrier on HTS. Installed hatch on weather deck and master bushings on rig floor. Hoisted riser to rig floor and retracted same.
dTimEnd: 2008-04-12T17:30:00+02:00
dTimStart: 2008-04-12T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected control lines from communication collar and hoisted same to rig floor. Installed hatch in moonpool. Installed outer ring and master bushings on rig floor. Installed anti vibration ring on TH. Removed one control line exit block on multi bowl. Unwrapped required length of CL around TH neck and fed control line through dedicated port on multi bowl. Fed high pressure packings and fittings onto CL and MU fittings to threads in multi bowl. Installed dart in BPV in TH by hand. Installed 137 VG seal ring on top of multi bowl and VG 63 seal ring on top of TH.

dTimEnd: 2008-04-12T19:15:00+02:00
dTimStart: 2008-04-12T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Removed hatch to F-4. Lowered spacer spool down from rig floor with TDS until NT2 box connector landed out on top of WH. MU locking dogs until connection leveled out. MU actuation screws with 800 ft-lbs. Disconnected slings and removed same. 

Pressure tested and energized BT seals through ports 7/8. Tested VG 63 connection trough test port 9/10 to 35 bar/5 min.

Tested TH void, grafoil seals and BT seals 35/380 bar for 5/10 min via test port 5/6.

MU ferrule swagelock fittings for CL. Installed seal rings and CL exit block. Installed seal ring on top of spacer spool.
dTimEnd: 2008-04-12T20:30:00+02:00
dTimStart: 2008-04-12T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Skidded cantiliver 1.5 m starboard and as far aft as possible to be able to possition crane for lifting XMT.
dTimEnd: 2008-04-13T00:00:00+02:00
dTimStart: 2008-04-12T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
Lithology and shows: