Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2016-08-14T00:00:00+02:00 to 2016-08-15T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-08-15T00:00:00+02:00
dTimDiaHoleStart: 2016-08-14T18:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Rig up WL well control equipment
- Bullhead hydrocarbons into the well
- RIH and install deep set barrier plug
hpht: 0
md: -999.99
mdCsgLast: 3519
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Skid rig from F-14 to F-12
- Started rigging up WL pressure control equipment
tightWell: 0
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Prepared to skid cantilever
dTimEnd: 2016-08-14T20:00:00+02:00
dTimStart: 2016-08-14T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to skid cantilever
dTimEnd: 2016-08-14T20:30:00+02:00
dTimStart: 2016-08-14T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Removed stairs and bridge to cantilever
dTimEnd: 2016-08-14T21:00:00+02:00
dTimStart: 2016-08-14T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded cantilever to F-12 slot,  0.5m to port , 4.56m  forward and 0.5m to starboard
dTimEnd: 2016-08-14T21:45:00+02:00
dTimStart: 2016-08-14T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Removed moon pool hatch on F-12 and confirmed cantilever position. Installed split hatches on F-12
dTimEnd: 2016-08-14T23:45:00+02:00
dTimStart: 2016-08-14T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting for rigging up wire line equipment in moon pool and drill floor
dTimEnd: 2016-08-15T00:00:00+02:00
dTimStart: 2016-08-14T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: