Daily Drilling Report
Well: NO 15/9-19 A
Report period: 1997-08-26T00:00:00+02:00 to 1997-08-27T00:00:00+02:00
Wellbore info:
dTimSpud: 1997-07-25T00:00:00+02:00
dateDrillComplete: 1997-08-30
daysBehind: 33
operator: Statoil
rigAlias: name: BYFORD DOLPHIN
name: 341331
Status:
dTim: 1997-08-27T00:00:00+02:00
dTimDiaHoleStart: 1997-07-25T00:30:00+02:00
diaHole: 8.5
distDrill: -999.99
elevKelly: 25
fixedRig: false
forecast24Hr: LOG 8 1/2" HOLE ON DRILL PIPE OR SUSPEND WELL AND OPERATIONS DUE TO
INDUSTRIAL ACTION.
hpht: 0
md: 4131
mdCsgLast: 4643
mdDiaHoleStart: 2202
mdKickoff: 2178
mdPlanned: -999.99
mdStrengthForm: 2178
presTestType: leak off test
reportNo: 34
ropCurrent: -999.99
strengthForm: 1.73
sum24Hr: LOGGED 8 1/2" HOLE ON DRILL PIPE. OPERATIONS SUSPENDED DUE FOR 4 HOURS
 DUE TO INDUSTRIAL ACTION. NOW RIH WITH LOGGING TOOLS ON DRILL PIPE TO
CASING WINDOW.
tightWell: 0
tvd: 3319
tvdStrengthForm: 1627
waterDepth: 84
wellheadElevation: 106.5
Drilling fluid:
Pore pressure:
dTim: 1997-08-27T00:00:00+02:00
equivalentMudWeight: 1.22
md: 3600
readingKind: estimated
dTim: 1997-08-27T00:00:00+02:00
equivalentMudWeight: 1.11
md: 4131
readingKind: estimated
Survey stations:
Activities:
comments: AWS RE-TERMINATED AND CHECKED OUT WIRELINE DRUM COLLECTOR.
dTimEnd: 1997-08-26T02:30:00+02:00
dTimStart: 1997-08-26T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: fail
stateDetailActivity: success
comments: CHECKED TOOLS FOR NEXT LOGGING RUN: FMT-ZDL-MAC-HDIP-CHT. BEGAN R/U TO RIH ON DRILL PIPE.
dTimEnd: 1997-08-26T06:00:00+02:00
dTimStart: 1997-08-26T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: R/U LOGGING TOOLS TO RUN ON DRILL PIPE: FMT-ZDL-MAC-HDIP-CHT.
dTimEnd: 1997-08-26T08:30:00+02:00
dTimStart: 1997-08-26T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: POOR SIGNAL FROM LOGGING TOOLS. DISMANTLED AND RE-TERMINATED WIRELINE DRUM COLLECTOR. CUT 700 METERS OF WIRE. RE-HEADED WIRE TO THROUGH SIDE  ENTRY SUB TO WET CONNECTOR. RE-CHECKED TOOL STRING.
dTimEnd: 1997-08-26T18:00:00+02:00
dTimStart: 1997-08-26T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: fail
stateDetailActivity: success
comments: BEGAN RIH WITH LOGGING TOOLS ON DRILL PIPE.
dTimEnd: 1997-08-26T19:00:00+02:00
dTimStart: 1997-08-26T18:00:00+02:00
md: 263
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: OPERATIONS SUSPENDED DUE TO INDUSTRIAL ACTION.
dTimEnd: 1997-08-26T23:00:00+02:00
dTimStart: 1997-08-26T19:00:00+02:00
md: 263
phase: fixed
proprietaryCode: formation evaluation -- wait
state: ok
stateDetailActivity: success
comments: RESUMED RIH WITH LOGGING TOOLS ON DRILL PIPE.
dTimEnd: 1997-08-27T00:00:00+02:00
dTimStart: 1997-08-26T23:00:00+02:00
md: 352
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
Lithology and shows: