Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2010-09-20T00:00:00+02:00 to 2010-09-21T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2010-09-21T00:00:00+02:00
dTimDiaHoleStart: 2010-09-10T15:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: No operation in well.
hpht: 0
md: -999.99
mdCsgLast: 3695
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 11
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Bled off pressure above DHSV and closed well. RD WL equipment. Installed x-mas tree top cap. Handed well back to Production Department.
tightWell: 0
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Bled down pressure above DHSV from 63  to 10 bar through flowline to test sep. Inflow tested DHSV.
dTimEnd: 2010-09-20T02:15:00+02:00
dTimStart: 2010-09-20T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Bled off pressure above DHSV and closed HMV. Opened BOP.
dTimEnd: 2010-09-20T03:00:00+02:00
dTimStart: 2010-09-20T02:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held toolbox meeting regarding RD WL equipment. Mærsk prod. dep. activated isolation plan, on all valves on wellhead.
dTimEnd: 2010-09-20T04:30:00+02:00
dTimStart: 2010-09-20T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Used top drive and lifted upper riser to drill floor. Rigged away WL BOP. Lifted lower riser by use of two tuggers.
dTimEnd: 2010-09-20T05:15:00+02:00
dTimStart: 2010-09-20T04:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Removed Chiksan equipment on KWV and installed end cap. Installed x-mas tree top cap. Leak tested x-mas tree cross to 20 bar for 5 min.
dTimEnd: 2010-09-20T06:00:00+02:00
dTimStart: 2010-09-20T05:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Leak tested x-mas tree cross. 170 bar for 10 min. Leak tested KWV end cap and XMT top cap to 20/345 bar for 5/10 min. Handed well over to Production Department.
______________________END OF OPERATION______________________
dTimEnd: 2010-09-20T08:30:00+02:00
dTimStart: 2010-09-20T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: