Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-06-11T00:00:00+02:00 to 2009-06-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-06-12T00:00:00+02:00
dTimDiaHoleStart: 2009-06-03T17:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pump and displace 41,9m3 1,92 sg "G" cement. POOH with cement string. RIH with jet tool to clean riser. Retreive seal protector, start nipling of BOP / diverter.
hpht: 0
md: 5331
mdCsgLast: 3441
mdDiaHoleStart: 5331
mdPlanned: -999.99
mdStrengthForm: 3439
presTestType: formation integrity test
reportNo: 67
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: POOH with 13 3/8" casing from 1118m MD to surface. Rigged down casing equipment. RIH and set seat protector. RIH with cement string to 1481m. 
tightWell: 0
tvdCsgLast: 2654
tvdStrengthForm: 2654
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-06-11T22:00:00+02:00
density: 1.51
locationSample: Active pit
md: 1590
mudClass: oil based
presBopRating: 690
pv: 38
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 13.5
dTim: 2009-06-11T09:00:00+02:00
density: 1.51
locationSample: Active pit
md: 1590
mudClass: oil based
presBopRating: 690
pv: 39
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12.5
Pore pressure:
Survey stations:
Activities:
comments: Broke out 2 joints of 13 3/8" casing. Trouble with catwalk conveyer.
dTimEnd: 2009-06-11T00:30:00+02:00
dTimStart: 2009-06-11T00:00:00+02:00
md: 1399
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Trouble shot catwalk conveyer.
dTimEnd: 2009-06-11T01:45:00+02:00
dTimStart: 2009-06-11T00:30:00+02:00
md: 1399
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Fine tuned link tilts and Weatherford tong movements.
dTimEnd: 2009-06-11T02:15:00+02:00
dTimStart: 2009-06-11T01:45:00+02:00
md: 1399
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: POOH and L/D 13 3/8" casing on deck.

dTimEnd: 2009-06-11T06:00:00+02:00
dTimStart: 2009-06-11T02:15:00+02:00
md: 1118
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: POOH and L/D 13 3/8" casing from 1118m to 1064.
dTimEnd: 2009-06-11T07:00:00+02:00
dTimStart: 2009-06-11T06:00:00+02:00
md: 1064
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Held Tool Box Talk with oncoming crew prior to POOH with 13 3/8" casing.
dTimEnd: 2009-06-11T07:15:00+02:00
dTimStart: 2009-06-11T07:00:00+02:00
md: 1064
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: POOH with 13 3/8" casing from 1064m to surface.
dTimEnd: 2009-06-11T18:15:00+02:00
dTimStart: 2009-06-11T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Rigged down casing equipment.
dTimEnd: 2009-06-11T19:00:00+02:00
dTimStart: 2009-06-11T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Held Tool Box Talk with oncoming crew prior to rig down casing equipment.
dTimEnd: 2009-06-11T19:15:00+02:00
dTimStart: 2009-06-11T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rigged down casing equipment.
dTimEnd: 2009-06-11T22:30:00+02:00
dTimStart: 2009-06-11T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held Tool Box Talk prior to run and set seat protector.
dTimEnd: 2009-06-11T22:45:00+02:00
dTimStart: 2009-06-11T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U seat protector RT, installed seat protector.
dTimEnd: 2009-06-11T23:00:00+02:00
dTimStart: 2009-06-11T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with seat protector on 5 1/2" HWDP / DP.
dTimEnd: 2009-06-11T23:30:00+02:00
dTimStart: 2009-06-11T23:00:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Jetted well head. Set seat protector according to Vetco procedures.
dTimEnd: 2009-06-12T00:00:00+02:00
dTimStart: 2009-06-11T23:30:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: