Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-08-13T00:00:00+02:00 to 2008-08-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-14T00:00:00+02:00
dTimDiaHoleStart: 2008-08-11T07:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Retract adjustment sub according to Drillquip procedure. Run casing hanger running tool and test upper tie-back to 380 bar. Set MS seal and test same. Run bowl protector. Pull VMB plug. Pull bowl protector.
hpht: 0
md: 3792
mdCsgLast: 3790.1
mdDiaHoleStart: 3792
mdPlanned: -999.99
mdPlugTop: 3754
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 45
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: POOH with tie-back casing. Set bowl protector. Jetted BOP and subsea wellhead. Displaced riser to TSW. Pulled bowl protector. Jetted surface wellhead. Rig up for runnig tie-back casing. Ran 10 3/4" tie-back casing, adjustment sub and casing hanger. Landed tie-back casing on spear. Made up tie-back adapter in subsea wellhead. RIH with adjustment sub actuation tool, attempted to set retract adjustable sub - negative.
tightWell: 0
tvd: 3247
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-08-13T23:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 3790
mudClass: other
presBopRating: 345
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Broke casing connection while rotating pipe/bails counterclockwise with TDS. Pulled out until adjustment sub actuation tool in heigh with casing coupling. Observed horizontal latch dog profile packed with cuttings/dirt. Took pictures for reference. Removed dirt/cuttings as required.
dTimEnd: 2008-08-13T00:45:00+02:00
dTimStart: 2008-08-13T00:00:00+02:00
md: 110
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Discussed situation. Decided to pull 10 3/4" tie-back casing for cleaning well.
dTimEnd: 2008-08-13T01:15:00+02:00
dTimStart: 2008-08-13T00:45:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Ripped off horizontal dog latch crest. Stabbed adjustable sub actuation tool into 10 3/4" casing. Made up casing coupling. Landed 10 3/4" casing hanger in slips and secured with dog collar.
dTimEnd: 2008-08-13T02:00:00+02:00
dTimStart: 2008-08-13T01:15:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Removed long bails and BX elevator. Rigged up short bails.
dTimEnd: 2008-08-13T03:15:00+02:00
dTimStart: 2008-08-13T02:00:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Held toolbox talk prior to laying out DP single (innerstring).
dTimEnd: 2008-08-13T03:30:00+02:00
dTimStart: 2008-08-13T03:15:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Connected bails to DP elevator on top of C-plate. Removed cargo straps. Pulled out DP single with adjustable sub actuation tool and laid out same. Removed C-plate.
dTimEnd: 2008-08-13T03:45:00+02:00
dTimStart: 2008-08-13T03:30:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Picked up casing hanger handling tool and made up to 10 3/4" casing hanger. POOH to 110 m MD. Broke connection between assembly and 10 3/4" space out pup.
dTimEnd: 2008-08-13T04:45:00+02:00
dTimStart: 2008-08-13T03:45:00+02:00
md: 110
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Held toolbox talk prior to POOH with 10 3/4" tie-back casing. Changed to 10 3/4" BX elevator.
dTimEnd: 2008-08-13T05:15:00+02:00
dTimStart: 2008-08-13T04:45:00+02:00
md: 110
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: POOH with 10 3/4" tie-back casing from 110 m to 87 m MD.
dTimEnd: 2008-08-13T06:00:00+02:00
dTimStart: 2008-08-13T05:15:00+02:00
md: 110
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: POOH with 10 3/4" tie-back casing from 87 m MD to surface.
dTimEnd: 2008-08-13T07:45:00+02:00
dTimStart: 2008-08-13T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Held toolbox talk for rigging down casing running equipment.
dTimEnd: 2008-08-13T08:00:00+02:00
dTimStart: 2008-08-13T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Rigged down casing tong. Removed 10 3/4" BX elevator and installed DP elevator. Cleaned and tidied drillfloor.
dTimEnd: 2008-08-13T08:45:00+02:00
dTimStart: 2008-08-13T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Picked up bowl protector RT and made up to stand of 5 1/2" DP. Made up bowl protector to RT.
dTimEnd: 2008-08-13T09:00:00+02:00
dTimStart: 2008-08-13T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: RIH with bowl protector on 5 1/2" DP stand and landed same at 20,44 m MD.
dTimEnd: 2008-08-13T09:30:00+02:00
dTimStart: 2008-08-13T09:00:00+02:00
md: 20
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: POOH with bowl protector RT, broke and laid out same.
dTimEnd: 2008-08-13T10:00:00+02:00
dTimStart: 2008-08-13T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Made up Vetco jet sub. RIH with jet sub and located across BOP. Made 3 passes across BOP cavities while pumping at 4600 lpm / SPP 62 bar.
dTimEnd: 2008-08-13T12:15:00+02:00
dTimStart: 2008-08-13T10:00:00+02:00
md: 10
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: RIH with jet sub on 5 1/2" from 10 m to 140 m MD. Made up TDS to each stand. Washed down with 3300-3900 lpm / SPP 26-38 bar.
dTimEnd: 2008-08-13T13:45:00+02:00
dTimStart: 2008-08-13T12:15:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Washed across subsea wellhead/tie-back threads at 4000 lpm / SPP ~32bar, made 5 passes. Pumped 4 m3 hi-vis pill. Displaced production riser to TSW.
dTimEnd: 2008-08-13T16:45:00+02:00
dTimStart: 2008-08-13T13:45:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: POOH with jet sub on 5 1/2" DP and laid out same. Cleaned and tidied drillfloor.
dTimEnd: 2008-08-13T17:45:00+02:00
dTimStart: 2008-08-13T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Made up bowl protector RT to 5 1/2 " stand. Pulled bowl protector at 20,44 m, broke and laid out RT.
dTimEnd: 2008-08-13T18:15:00+02:00
dTimStart: 2008-08-13T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Made up jets sub. RIH with jestsub on 5 1/2" DP stand. Made 2 passes across surface wellhead pumping 3600 lpm / SPP 39 bar. POOH with jetsub.
dTimEnd: 2008-08-13T19:00:00+02:00
dTimStart: 2008-08-13T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Held toolbox talk for laying out jetsub.
dTimEnd: 2008-08-13T19:15:00+02:00
dTimStart: 2008-08-13T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Laid out jetsub. Cleard and tidied drillfloor.
dTimEnd: 2008-08-13T19:30:00+02:00
dTimStart: 2008-08-13T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Picked up adjustment sub actuation tool on single. Broke single and laid out actuation tool. Made up single to double to get full stand. Made up back-up adjustment sub actuation tool dressed with new horizontal latch ring. Racked back tool and 5 1/2" DP stand.
dTimEnd: 2008-08-13T20:15:00+02:00
dTimStart: 2008-08-13T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Held toolbox talk prior to rigging casing running equipment.
dTimEnd: 2008-08-13T20:30:00+02:00
dTimStart: 2008-08-13T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Changed to 10 3/4" BX elevator. Installed PS-30 slips dressed for 10 3/4" casing. Lifted casing tong onto IR rails and hooked up same.
dTimEnd: 2008-08-13T22:15:00+02:00
dTimStart: 2008-08-13T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Held toolbox talk prior to running 10 3/4" tie-back casing.
dTimEnd: 2008-08-13T22:30:00+02:00
dTimStart: 2008-08-13T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Lifted back-up tie-back adapter onto HTS.
dTimEnd: 2008-08-13T22:45:00+02:00
dTimStart: 2008-08-13T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Ran 10 3/4" - C95 60,7# VamTop tie-back casing from surface to 39 m MD.
dTimEnd: 2008-08-14T00:00:00+02:00
dTimStart: 2008-08-13T22:45:00+02:00
md: 39
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
Lithology and shows: