Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2016-10-13T00:00:00+02:00 to 2016-10-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-14T00:00:00+02:00
dTimDiaHoleStart: 2016-08-28T17:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Continue cut and pull remaining riser joints
- R/D riser pulling equipment
- Bring tension cylinders to moonpool 
- Install hatches and hole covers.
- Skid rig to F-15
hpht: 0
md: -999.99
mdCsgLast: 1404.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 16
ropCurrent: -999.99
sum24Hr: - Skidded cantilever to F-5. Removed hatches and hole covers
- RIH with innerstring / BHA.
- Removed tension cylinders, boat collision stool and deck centralizers
- Cut riser at 134,9m
- Pulled, cut and L/D tensioner joint
- Cut and pulled riser joints (3 out of 7)
tightWell: 0
tvdCsgLast: 1340.3
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Performed TBT for skidding rig
dTimEnd: 2016-10-13T02:45:00+02:00
dTimStart: 2016-10-13T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded rig AFT to well F-5
dTimEnd: 2016-10-13T03:30:00+02:00
dTimStart: 2016-10-13T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Built handrail scaffold in moonpool.
Meanwhile: Performed post-skid checks.
dTimEnd: 2016-10-13T03:45:00+02:00
dTimStart: 2016-10-13T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Removed hatch in moonpool
dTimEnd: 2016-10-13T04:15:00+02:00
dTimStart: 2016-10-13T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Built ring/fence around deck openings.
Meanwhile: Performed TBT to run NT2 connector.
dTimEnd: 2016-10-13T04:45:00+02:00
dTimStart: 2016-10-13T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Pulled master bushing and removed fence around rotary.
Ran NT2 connector and installed same on multibowl.
dTimEnd: 2016-10-13T05:30:00+02:00
dTimStart: 2016-10-13T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U cutter BHA
dTimEnd: 2016-10-13T07:00:00+02:00
dTimStart: 2016-10-13T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U Multibowl RT to inner string. Recorder up/down weight 75/72 ton.
RIH and engaged Multibowl RT to multibowl by rotating elevator.
M/U TDS.
dTimEnd: 2016-10-13T07:30:00+02:00
dTimStart: 2016-10-13T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for removal of tension cylinders
dTimEnd: 2016-10-13T07:45:00+02:00
dTimStart: 2016-10-13T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Bled off pressure on tension cylinders and transfered load to TDS. R/D tension cylinders, hubs and tensioner ring.
Removed boat collision stool and centralizers at all decks.
Installed hoses to multibowl outlets.
Meanwhile: L/O 21 joints 5 1/2" DP from set-back. Performed TBT for cutting riser.
dTimEnd: 2016-10-13T12:00:00+02:00
dTimStart: 2016-10-13T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Took tension, 20 ton overpull.
Staged up flow rate to 2400 lpm / 90 bar.
Cut riser, lost overpull, good indication of cut.
dTimEnd: 2016-10-13T12:30:00+02:00
dTimStart: 2016-10-13T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed hoses and outlets from Multibowl.
dTimEnd: 2016-10-13T13:00:00+02:00
dTimStart: 2016-10-13T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled riser until Multibowl at drill floor.
Installed big C-plate and landed off riser.
dTimEnd: 2016-10-13T13:45:00+02:00
dTimStart: 2016-10-13T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: B/O Multibowl RT.
Installed false rotary.
dTimEnd: 2016-10-13T14:00:00+02:00
dTimStart: 2016-10-13T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Parked AFT PRS w/ Multibowl RT in safe position.
dTimEnd: 2016-10-13T14:15:00+02:00
dTimStart: 2016-10-13T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled and R/B innser string.
dTimEnd: 2016-10-13T14:45:00+02:00
dTimStart: 2016-10-13T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/B cutting BHA
dTimEnd: 2016-10-13T15:00:00+02:00
dTimStart: 2016-10-13T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U Multibowl RT
dTimEnd: 2016-10-13T15:30:00+02:00
dTimStart: 2016-10-13T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled tensioner joint (Lift #1), cleaned riser for marine growth at centralizer deck.
Installed master bushing and elevator. Landed riser onto elevator.
dTimEnd: 2016-10-13T16:30:00+02:00
dTimStart: 2016-10-13T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
dTimEnd: 2016-10-13T16:45:00+02:00
dTimStart: 2016-10-13T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cut tensioner joint
Significant wave height 2,7 m.
dTimEnd: 2016-10-13T17:45:00+02:00
dTimStart: 2016-10-13T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D cutting machine
dTimEnd: 2016-10-13T18:00:00+02:00
dTimStart: 2016-10-13T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O tensioner joint
dTimEnd: 2016-10-13T18:30:00+02:00
dTimStart: 2016-10-13T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed running tool.
Installed cradle on HTS frame.
Removed elevator.
Cleared drill floor.
dTimEnd: 2016-10-13T19:00:00+02:00
dTimStart: 2016-10-13T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for cut and pull riser joints
dTimEnd: 2016-10-13T19:15:00+02:00
dTimStart: 2016-10-13T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted riser and removed master bushing.
dTimEnd: 2016-10-13T19:30:00+02:00
dTimStart: 2016-10-13T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled riser (lift #2).
Cleaned off marine growth on centralizer deck (relatively big amounts of growth on spash zone joint).
dTimEnd: 2016-10-13T20:15:00+02:00
dTimStart: 2016-10-13T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled riser flange to drill floor. Installed master bushing and elevator.
Removed fairing and landed riser onto elevator.
dTimEnd: 2016-10-13T20:30:00+02:00
dTimStart: 2016-10-13T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
dTimEnd: 2016-10-13T20:45:00+02:00
dTimStart: 2016-10-13T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cut riser joint. Knifes jammed several times possibly due to movement.
Changed 1 knife due to wear.
Significant wave height between 2,8 and 3,3 m.
dTimEnd: 2016-10-13T22:00:00+02:00
dTimStart: 2016-10-13T20:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D cutting machine.
dTimEnd: 2016-10-13T22:15:00+02:00
dTimStart: 2016-10-13T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint (lift #2).
dTimEnd: 2016-10-13T22:30:00+02:00
dTimStart: 2016-10-13T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled riser (lift #3)
Installed elevator and master bushing. Landed riser onto elevator.
dTimEnd: 2016-10-13T23:00:00+02:00
dTimStart: 2016-10-13T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine.
Cut riser.
R/D cutting machine.
Significant wave height 3,5 m.
dTimEnd: 2016-10-13T23:30:00+02:00
dTimStart: 2016-10-13T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint (lift #3).
dTimEnd: 2016-10-13T23:45:00+02:00
dTimStart: 2016-10-13T23:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled riser out of splash zone (lift #4).
dTimEnd: 2016-10-14T00:00:00+02:00
dTimStart: 2016-10-13T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: