Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-09-18T00:00:00+02:00 to 2008-09-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-09-19T00:00:00+02:00
dTimDiaHoleStart: 2008-09-18T21:30:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drill half shoetrack. Spot LCM and re-test 20" casing. Drill rest of shoetrack. Clean rathole and drill 3 m new formation. Perform FIT.
hpht: 0
md: 1378
mdCsgLast: 1368.4
mdDiaHoleStart: 1378
mdPlanned: -999.99
mdPlugTop: 1340
mdStrengthForm: 0
reportNo: 19
ropCurrent: -999.99
strengthForm: 0
sum24Hr: RIH with 17 1/2" BHA to 1300 m MD. Washed down and tagged float collar at 1339 m MD. Spotted LCM pill. Attempted to test 20" casing. Established parameters for drilling shoetrack.
tightWell: 0
tvd: 1347
tvdCsgLast: 1340.4
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2008-09-18T16:00:00+02:00
density: 1.44
locationSample: Reserve pit
md: 1381
mudClass: oil based
presBopRating: 0
pv: 25
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 4
Pore pressure:
Survey stations:
Activities:
comments: Held toolbox talk before continuing tripping after repairs.
dTimEnd: 2008-09-18T21:45:00+02:00
dTimStart: 2008-09-18T21:30:00+02:00
md: 695
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RIH with 17 1/2" BHA on 5 1/2" DP from 695 m to 854 m MD. Experienced problems with PRS and racking system.
dTimEnd: 2008-09-18T22:30:00+02:00
dTimStart: 2008-09-18T21:45:00+02:00
md: 854
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: troubleshot fwd PRS and racking system.
dTimEnd: 2008-09-18T23:15:00+02:00
dTimStart: 2008-09-18T22:30:00+02:00
md: 854
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with 17 1/2" BHA on 5 1/2" DP from 854 m to 1055 m MD.
dTimEnd: 2008-09-19T00:00:00+02:00
dTimStart: 2008-09-18T23:15:00+02:00
md: 1055
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: