Daily Drilling Report
Well: NO 15/9-F-9
Report period: 2008-09-06T00:00:00+02:00 to 2008-09-07T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-09T00:00:00+01:00
dateDrillComplete: 2008-08-31
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-09-07T00:00:00+02:00
dTimDiaHoleStart: 2008-09-04T07:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run HPDR Riser F-15
hpht: 0
md: 1085
mdCsgLast: 1064
mdDiaHoleStart: 1085
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 22
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Installed Tubing Bonnet. Leak tested Tubing Bonnet cavity to 69 bar 10 min. Pressure tested penetrator to 69 bar 10 min.
tightWell: 0
tvd: 1075.9
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2008-09-06T10:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 1083
mudClass: other
presBopRating: 0
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Rigged down ESP electrical cable and sheave from derrick.

dTimEnd: 2008-09-06T01:15:00+02:00
dTimStart: 2008-09-06T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk, removed redundant equipment from rig floor.

dTimEnd: 2008-09-06T01:45:00+02:00
dTimStart: 2008-09-06T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up to nipple down diverter and surface riser. Bled off diverter insert and overshot pressure.

dTimEnd: 2008-09-06T03:15:00+02:00
dTimStart: 2008-09-06T01:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled diverter, parked and secured same at set back area.

dTimEnd: 2008-09-06T03:45:00+02:00
dTimStart: 2008-09-06T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up to pull surface riser.

dTimEnd: 2008-09-06T04:00:00+02:00
dTimStart: 2008-09-06T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed horizontal tensioning system. Released the surface riser and pull out surface riser.
dTimEnd: 2008-09-06T05:00:00+02:00
dTimStart: 2008-09-06T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and laid out surface riser.
dTimEnd: 2008-09-06T06:00:00+02:00
dTimStart: 2008-09-06T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared for run Tubing Bonnet/spacer spool.

dTimEnd: 2008-09-06T07:00:00+02:00
dTimStart: 2008-09-06T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to installation of Tubing bonnet/spacer spool.

dTimEnd: 2008-09-06T07:15:00+02:00
dTimStart: 2008-09-06T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up Tubing Bonnet/spacer spool and made up to dual lifting assy.

dTimEnd: 2008-09-06T07:45:00+02:00
dTimStart: 2008-09-06T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared Well head for landing off Tubing Bonnet/spacer spool. Vetco/Schlumberger

dTimEnd: 2008-09-06T08:15:00+02:00
dTimStart: 2008-09-06T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered down Tubing Bonnet/spacer spool. Installed same.

dTimEnd: 2008-09-06T09:00:00+02:00
dTimStart: 2008-09-06T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Leak tested Tubing Bonnet cavity to 69 bar 10 min.

dTimEnd: 2008-09-06T09:45:00+02:00
dTimStart: 2008-09-06T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested penetrator to 69 bar 10 min.

dTimEnd: 2008-09-06T10:00:00+02:00
dTimStart: 2008-09-06T09:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Retrieved dual lifting assy slings from Tubing Bonnet/spacer spool. Installed Master bushing.

dTimEnd: 2008-09-06T10:30:00+02:00
dTimStart: 2008-09-06T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Signal tested Schlumberger connection. Laid out dual lifting assy slings.

dTimEnd: 2008-09-06T10:45:00+02:00
dTimStart: 2008-09-06T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered down flowline spool piece for F9. Installed hatches in moon pool. Installed BX elevator on TDS bails. P/U spider to rig floor. Pre-check prior to skidding of cantilever from F-9 to F-15.............Handed well over to Maersk Production.........

dTimEnd: 2008-09-06T12:00:00+02:00
dTimStart: 2008-09-06T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: