Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-12T00:00:00+01:00 to 2008-01-13T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-13T00:00:00+01:00
dTimDiaHoleStart: 2008-01-03T16:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with clean out string. Lay down scrapers and top dress mill. Lay down 3 1/2" DP. Pull nominal bowl protector. Set MS-seal and test upper tie-back. Run test plug and test BOP. Set nominal bowl protector.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 0
mdPlanned: -999.99
mdPlugTop: 3480
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 110
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: POOH with cleaning string to 2175 m MD. Halted operation due to ongoing ESD testing. Tested IBOPs. Performed ESD testing. Re-set rig equipment after power shut down. POOH with cleaning string from 2175 m to 735 m MD.
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-12T00:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-13T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Picked string 5 m above PBR and marked pipe for lowest reciprocation depth. 

dTimEnd: 2008-01-12T00:15:00+01:00
dTimStart: 2008-01-12T00:00:00+01:00
md: 3453
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed toolbox talk prior to displacing well from treated SW  to 1,03 packer fluid.
dTimEnd: 2008-01-12T00:30:00+01:00
dTimStart: 2008-01-12T00:15:00+01:00
md: 3453
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Added Oxygen scavenger and prepared for displacement.
dTimEnd: 2008-01-12T00:45:00+01:00
dTimStart: 2008-01-12T00:30:00+01:00
md: 3453
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pumped 20 m3 hivis Soap pill followed by 20 m3 TSW spacer and 245 m3 1,03 sg packer fluid. Reciprocated and rotated pipe with 50 RPM. Pump rate 3300-3500 lpm. SPP 214-234 bar. Sampled returns and made consecutive NTU readings : 780/485/388/340/>1000/477/387/339/303 NTU.
dTimEnd: 2008-01-12T02:30:00+01:00
dTimStart: 2008-01-12T00:45:00+01:00
md: 3453
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Broke off and set back 1 stand of 5 1/2" DP.  Observed U-tube from annulus to pipe.
dTimEnd: 2008-01-12T02:45:00+01:00
dTimStart: 2008-01-12T02:30:00+01:00
md: 3453
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Mixed more 1,03 sg packer fluid for filling well when POOH. Meanwhile observed well.
dTimEnd: 2008-01-12T04:15:00+01:00
dTimStart: 2008-01-12T02:45:00+01:00
md: 3453
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Emptied SW from trip tanks. Filled triptanks. Topped up welll with 1,2 m3 packer fluid.
dTimEnd: 2008-01-12T04:30:00+01:00
dTimStart: 2008-01-12T04:15:00+01:00
md: 3453
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: POOH with cleaning assemblies from 3453 m to 3216 m MD on 5 1/2" DP.
dTimEnd: 2008-01-12T06:00:00+01:00
dTimStart: 2008-01-12T04:30:00+01:00
md: 3216
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: POOH with cleaning assemblies from 3216 m to 2175 m MD.
dTimEnd: 2008-01-12T08:45:00+01:00
dTimStart: 2008-01-12T06:00:00+01:00
md: 2175
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to moving PS-30 automatic slips.
dTimEnd: 2008-01-12T09:00:00+01:00
dTimStart: 2008-01-12T08:45:00+01:00
md: 2175
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Removed PS-30 automatic slips and inserted masterbushing. Conducted kick drill. Secured well prior to ESD testing.
dTimEnd: 2008-01-12T09:15:00+01:00
dTimStart: 2008-01-12T09:00:00+01:00
md: 2175
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Installed swedge on TDS for pressure testing IBOP.
dTimEnd: 2008-01-12T09:30:00+01:00
dTimStart: 2008-01-12T09:15:00+01:00
md: 2175
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to pressure testing TDS and manifold.
dTimEnd: 2008-01-12T09:45:00+01:00
dTimStart: 2008-01-12T09:30:00+01:00
md: 2175
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Tested upper/lower IBOP to 30/345 bar 5/10 min. Progress intrerrupted by ESD testing.
dTimEnd: 2008-01-12T10:30:00+01:00
dTimStart: 2008-01-12T09:45:00+01:00
md: 2175
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited on ongoing Siemens/ESD testing. Meanwhile tested standpipe manifold valves to 30/345 bar 5/10 min.
dTimEnd: 2008-01-12T15:30:00+01:00
dTimStart: 2008-01-12T10:30:00+01:00
md: 2175
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Got power shut down on rig. Waited on ongoing Siemens/ESD testing. Meanwhile removed scaffolding, cleaned and tidied in wellhead module.
dTimEnd: 2008-01-12T19:00:00+01:00
dTimStart: 2008-01-12T15:30:00+01:00
md: 2175
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Re-set V-ICIS-system. Calibrated block. Meanwhile tested valves in standpipe manifold to 30/345 bar 5/10 min. Cleaned and tidied in wellhead module.
dTimEnd: 2008-01-13T00:00:00+01:00
dTimStart: 2008-01-12T19:00:00+01:00
md: 2175
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
Lithology and shows: