Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-17T00:00:00+01:00 to 2014-02-18T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-18T00:00:00+01:00
dTimDiaHoleStart: 2014-02-03T20:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pull 13 3/8" casing. Rig down casing handling equipment.
Run Nominal Bore Protector.
M/U cement stinger and RIH with same.
hpht: 0
md: 2878
mdCsgLast: 1348.4
mdDiaHoleStart: 3147
mdPlanned: -999.99
mdPlugTop: 2878
presTestType: formation integrity test
reportNo: 24
ropCurrent: -999.99
sum24Hr: Continued POOH with 9 5/8" casing from 721 to surface.
Rigged down casing handling equipment.
Installed Wearbushing. RIH with 13 3/8" casing Cutter and cut at 1399 m. POOH with same.
Pulled WB. RIH with Seal assy RT to 174 m.
tightWell: 0
tvdCsgLast: 1336.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-17T21:00:00+01:00
density: 1.4
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 40
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
dTim: 2014-02-17T14:00:00+01:00
density: 1.4
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 40
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
Pore pressure:
Survey stations:
Activities:
comments: Continued POOH with 9 5/8" casing from 721 to 19 m.
Pulled 9,5 jnts/hr in average.
dTimEnd: 2014-02-17T06:00:00+01:00
dTimStart: 2014-02-17T00:00:00+01:00
md: 19
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Pulled remaining 9 5/8" and L/D to deck.
dTimEnd: 2014-02-17T06:15:00+01:00
dTimStart: 2014-02-17T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Held TBT for rigging down handling equipment.
dTimEnd: 2014-02-17T06:30:00+01:00
dTimStart: 2014-02-17T06:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Started to rig down casing handling equipment.
dTimEnd: 2014-02-17T07:00:00+01:00
dTimStart: 2014-02-17T06:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Held TBT with ongoing crew for rigging down/up handling equipment.
dTimEnd: 2014-02-17T07:15:00+01:00
dTimStart: 2014-02-17T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Rigged down casing handling equipment and rigged up for handling DP.
dTimEnd: 2014-02-17T08:15:00+01:00
dTimStart: 2014-02-17T07:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Cleaned and cleared Rig Floor.
dTimEnd: 2014-02-17T08:30:00+01:00
dTimStart: 2014-02-17T08:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Held TBT for setting Wear Bushing.
dTimEnd: 2014-02-17T08:45:00+01:00
dTimStart: 2014-02-17T08:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U Jet sub, one stand of 5 1/2" HWDP and WB RT with 13 3/8" WB.
RIH to 47 m.
dTimEnd: 2014-02-17T09:15:00+01:00
dTimStart: 2014-02-17T08:45:00+01:00
md: 47
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with Jet sub and WB RT on 5 1/2" HWDP from 47 to 140 m.
Speed restricted due to full bore tool.
dTimEnd: 2014-02-17T09:30:00+01:00
dTimStart: 2014-02-17T09:15:00+01:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Jet washed WH with 3000 LPM/58 bar.
dTimEnd: 2014-02-17T09:45:00+01:00
dTimStart: 2014-02-17T09:30:00+01:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U landing stand and landed 13 3/8" Wear Bushing in profile.
dTimEnd: 2014-02-17T10:15:00+01:00
dTimStart: 2014-02-17T09:45:00+01:00
md: 185
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with Jet sub and WB RT from 185 to 47 m.
Speed restricted due to full bore tool.
dTimEnd: 2014-02-17T10:30:00+01:00
dTimStart: 2014-02-17T10:15:00+01:00
md: 47
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Re-sat WB RT in rotary and L/D same.
dTimEnd: 2014-02-17T10:45:00+01:00
dTimStart: 2014-02-17T10:30:00+01:00
md: 47
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Racked stand of 5 1/2" HWDP and L/D Jet sub.
dTimEnd: 2014-02-17T11:00:00+01:00
dTimStart: 2014-02-17T10:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared Rig Floor.
dTimEnd: 2014-02-17T11:15:00+01:00
dTimStart: 2014-02-17T11:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/D 10 3/4" Spear assy to deck.
dTimEnd: 2014-02-17T11:30:00+01:00
dTimStart: 2014-02-17T11:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT for RIH with casing cutter assy.
dTimEnd: 2014-02-17T11:45:00+01:00
dTimStart: 2014-02-17T11:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: P/U 13 3/8" Cutter assy.
dTimEnd: 2014-02-17T12:00:00+01:00
dTimStart: 2014-02-17T11:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Connected TDS and tested cutter with 435 LPM/1 bar.
dTimEnd: 2014-02-17T12:15:00+01:00
dTimStart: 2014-02-17T12:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Removed Master bushing and installed PS21 slips.
dTimEnd: 2014-02-17T12:30:00+01:00
dTimStart: 2014-02-17T12:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8" casing Cutter assy on 5 1/2" DP to 1375 m.
Filled every 500 m without being connected.
dTimEnd: 2014-02-17T15:15:00+01:00
dTimStart: 2014-02-17T12:30:00+01:00
md: 1375
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Recorded parametres: Up/down weights: 115/107 T, rotational weight: 110 T, free torque: 4 kNm.
dTimEnd: 2014-02-17T15:30:00+01:00
dTimStart: 2014-02-17T15:15:00+01:00
md: 1375
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Spaced out to position cutters at 1399 m. Cut 13 3/8" casing with 1000 LPM and 80 RPM.
dTimEnd: 2014-02-17T16:15:00+01:00
dTimStart: 2014-02-17T15:30:00+01:00
md: 1399
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Flowchecked well on Trip Tank - well static. Pumped 1,8 SG slug and chased same.
dTimEnd: 2014-02-17T16:45:00+01:00
dTimStart: 2014-02-17T16:15:00+01:00
md: 1399
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH with 13 3/8" Casing Cutter on 5 1/2" DP from 1399 to 242 m.
dTimEnd: 2014-02-17T17:45:00+01:00
dTimStart: 2014-02-17T16:45:00+01:00
md: 242
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Inspected and performed service on TDS and PRS.
dTimEnd: 2014-02-17T18:15:00+01:00
dTimStart: 2014-02-17T17:45:00+01:00
md: 242
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued to POOH with 13 3/8" Casing Cutter on 5 1/2" DP from 242 to 10 m.
dTimEnd: 2014-02-17T18:30:00+01:00
dTimStart: 2014-02-17T18:15:00+01:00
md: 10
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Removed PS21 slips and installed Master Bushing.
dTimEnd: 2014-02-17T18:45:00+01:00
dTimStart: 2014-02-17T18:30:00+01:00
md: 10
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Pulled 13 3/8" Casing Cutter.
Cleaned and inspected same. Racked back in derrick.
dTimEnd: 2014-02-17T19:00:00+01:00
dTimStart: 2014-02-17T18:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Held TBT with ongoing crew.
dTimEnd: 2014-02-17T19:15:00+01:00
dTimStart: 2014-02-17T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared Rig Floor.
dTimEnd: 2014-02-17T19:30:00+01:00
dTimStart: 2014-02-17T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U Jet sub, 5 1/2" HWDP stand and WB RT and RIH on 5 1/2" HWDP to 132 m.
dTimEnd: 2014-02-17T20:15:00+01:00
dTimStart: 2014-02-17T19:30:00+01:00
md: 132
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Connected TDS and washed WH area with 2500 LPM/40 bar.
Disconnected TDS.
dTimEnd: 2014-02-17T20:30:00+01:00
dTimStart: 2014-02-17T20:15:00+01:00
md: 132
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U landing stand and connected TDS.
Recorded parametres: Up/down weights: 83/79 T.
Engaged Wear Bushing with 5 T.
Released WB with 37 T over pull.
dTimEnd: 2014-02-17T21:00:00+01:00
dTimStart: 2014-02-17T20:30:00+01:00
md: 185
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with Jet sub and WB RT from 185 to 47 m.
Speed restricted due to full bore tool.
dTimEnd: 2014-02-17T21:45:00+01:00
dTimStart: 2014-02-17T21:00:00+01:00
md: 47
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Released WB from WB RT.
dTimEnd: 2014-02-17T22:15:00+01:00
dTimStart: 2014-02-17T21:45:00+01:00
md: 47
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Re-sat tool and L/O WB RT.
dTimEnd: 2014-02-17T22:30:00+01:00
dTimStart: 2014-02-17T22:15:00+01:00
md: 47
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U Seal assy RT and inspected same.
dTimEnd: 2014-02-17T22:45:00+01:00
dTimStart: 2014-02-17T22:30:00+01:00
md: 47
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT for RIH with Seal assy RT.
dTimEnd: 2014-02-17T23:00:00+01:00
dTimStart: 2014-02-17T22:45:00+01:00
md: 47
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with Jet sub and Seal assy RT on 5 1/2" HWDP from 47 to 132 m.
dTimEnd: 2014-02-17T23:30:00+01:00
dTimStart: 2014-02-17T23:00:00+01:00
md: 132
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Connected TDS and washed WH area with 2500 LPM/40 bar.
Disconnected TDS.
dTimEnd: 2014-02-17T23:45:00+01:00
dTimStart: 2014-02-17T23:30:00+01:00
md: 132
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U landing stand and connected TDS.
Recorded parametres: Up/down weights: 83/79 T.
Closed Annular and recorded parametres: Up/down weights: 85/78 T.
dTimEnd: 2014-02-18T00:00:00+01:00
dTimStart: 2014-02-17T23:45:00+01:00
md: 174
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: