Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-03-05T00:00:00+01:00 to 2009-03-06T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-03-06T00:00:00+01:00
dTimDiaHoleStart: 2009-03-04T23:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 2971
mdPlanned: -999.99
mdPlugTop: 3193
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 46
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: None
tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Hooked up hoses for local control to HMV and DHSV. Switched valve on HMV to local control. Opened valve on DHSV exit block. Opened HMV and lined up to pump from cement unit. Applied 520 bar to DHSV control line. Pumped MEG from cement unit and equalised across DHSV with 50 bar. Volume pumped 110 liter.
dTimEnd: 2009-03-05T01:00:00+01:00
dTimStart: 2009-03-05T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Bled off pressure on well though closed drain system. Meanwhile held toolbox talk for gun handling. Had TOFS due to unclear competence requirements for running tugger winches.
dTimEnd: 2009-03-05T02:00:00+01:00
dTimStart: 2009-03-05T01:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Made up PGGT-D correlation tool to cable head. Tested tools according to Schlumberger procedure. De-isolated HTS.
dTimEnd: 2009-03-05T03:15:00+01:00
dTimStart: 2009-03-05T02:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Ran HTS to drillfloor. Picked up 1st 4,5" 20 ft gun section with tugger and guided to well centre. Hung off guns in WL riser. Picked up 2nd 4,5" 20 ft gun section and made up same using C-spanner and chain tongs. Re-arranged lower WL sheave due to conflict with lubricator. Armed firing head. Picked up PGGT-D and firing head and made up same to guns. Ran in with guns and tagged SV at 17 m MD.
dTimEnd: 2009-03-05T04:45:00+01:00
dTimStart: 2009-03-05T03:15:00+01:00
md: 17
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Stabbed on WL lubricator and made up quick union. Hooked up hose to in-situ test sub. Tested connection to 30/200 bar 5/10 min - ok. Opened KVW. Opened SV partly. Topped up lubricator with 200 liter of MEG. Closed KWV and LTV2. Opened HMV. Opened SV fully. Set depths on Seawell and Schulumberger counters.
dTimEnd: 2009-03-05T05:45:00+01:00
dTimStart: 2009-03-05T04:45:00+01:00
md: 17
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RIH with 4,5" guns on 7/16" EWL from 17 m to 440 m MD. Took up/down weights 1800/1300 lbs. Powered up Shlumberger logging unit.
dTimEnd: 2009-03-05T06:00:00+01:00
dTimStart: 2009-03-05T05:45:00+01:00
md: 440
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH with 4,5" perforating guns on 7/16" EWL from 440 m to 3155 m MD. Ran carefully thorugh DHSVat 478 m MD and verifed open by upwards pass.
Up down weights below simulations. 
m MD	Up (kg)	Down (kg)
1000	1180	1020
2000	1430	1280
3000	1610	1443

dTimEnd: 2009-03-05T09:00:00+01:00
dTimStart: 2009-03-05T06:00:00+01:00
md: 3155
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Correleated perforation guns using GR/CCL and reference log.
dTimEnd: 2009-03-05T10:00:00+01:00
dTimStart: 2009-03-05T09:00:00+01:00
md: 3148
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval 3148 m to 3135,5 m MD.
dTimEnd: 2009-03-05T10:15:00+01:00
dTimStart: 2009-03-05T10:00:00+01:00
md: 3148
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH with 4,5" perforating guns from 3148 m to 225 m MD. Powered down logging unit and barriered off wellbay.
dTimEnd: 2009-03-05T12:00:00+01:00
dTimStart: 2009-03-05T10:15:00+01:00
md: 225
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH with 4,5" perforating guns from 225 m MD to surface.
dTimEnd: 2009-03-05T12:15:00+01:00
dTimStart: 2009-03-05T12:00:00+01:00
md: 17
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held toolbox talk.
dTimEnd: 2009-03-05T12:30:00+01:00
dTimStart: 2009-03-05T12:15:00+01:00
md: 17
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Closed SV with 42 turns. Recorded SIWHP 26,8 bar. Closed HMV. Bled down pressure to 5 bar. Inflow tested HMV and recorded XMT pressure gauge in PCR - ok.
dTimEnd: 2009-03-05T13:00:00+01:00
dTimStart: 2009-03-05T12:30:00+01:00
md: 17
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Opened SV/KWV and and bled off pressure in lubricator to closed drain. Closed SV/KWV.
dTimEnd: 2009-03-05T13:15:00+01:00
dTimStart: 2009-03-05T13:00:00+01:00
md: 17
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held toolbox talk for laying out perforating guns.
dTimEnd: 2009-03-05T13:30:00+01:00
dTimStart: 2009-03-05T13:15:00+01:00
md: 17
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Disconnected quick union on WL riser. Hoisted out WL BHA. Hung off guns on C-plate, broke and laid down guns. Confirmed 100% detonation.
dTimEnd: 2009-03-05T14:30:00+01:00
dTimStart: 2009-03-05T13:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Cut 7/16" EWL. Built new cabel head.
dTimEnd: 2009-03-05T16:30:00+01:00
dTimStart: 2009-03-05T14:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held toolbox talk for handling perforation guns.
dTimEnd: 2009-03-05T16:45:00+01:00
dTimStart: 2009-03-05T16:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Made 2 ea 20 ft 4,5" guns sections using C-plate, C-spanner and chaing tong.
dTimEnd: 2009-03-05T17:15:00+01:00
dTimStart: 2009-03-05T16:45:00+01:00
md: 17
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Armed firing head. Made up CCL/firing head to perforation guns.
dTimEnd: 2009-03-05T18:00:00+01:00
dTimStart: 2009-03-05T17:15:00+01:00
md: 17
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Stabbed and lubricator and made up quick union. Set depth on Schlumberger and Seawell counters.
dTimEnd: 2009-03-05T18:15:00+01:00
dTimStart: 2009-03-05T18:00:00+01:00
md: 17
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Hooked up test hose to in-situ sub. Tested connection to 30/200 bar 5/10 min - ok. Opened SV partly. Open KWV and topped up lubricator pumping MEG from cement unit. Equalised pressure across HMV with 28 bar. Closed KWV, opened HMV and SV.
dTimEnd: 2009-03-05T19:15:00+01:00
dTimStart: 2009-03-05T18:15:00+01:00
md: 17
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RIH with 4,5" guns on EWL from 17 m to 215 m MD. Powered up logging unit. Removed barriers in wellbay.
m MD	Up (kg)	Down (kg)
1000	1034	921
2000	1258	993
3000	1353	953

dTimEnd: 2009-03-05T19:30:00+01:00
dTimStart: 2009-03-05T19:15:00+01:00
md: 215
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH with 4,5" perforating guns on 7/16" EWL from 215 m to 3115 m MD. Ran carefully through DHSV at 478 m MD.
dTimEnd: 2009-03-05T21:30:00+01:00
dTimStart: 2009-03-05T19:30:00+01:00
md: 3115
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Correlated guns using CCL and reference log. Adjusted depth as required.
dTimEnd: 2009-03-05T22:15:00+01:00
dTimStart: 2009-03-05T21:30:00+01:00
md: 3115
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval 3123 m to 3135,5 m MD. Good indication on current and cable tension. Observed small flicker on SIWHP.
dTimEnd: 2009-03-05T22:30:00+01:00
dTimStart: 2009-03-05T22:15:00+01:00
md: 3135.5
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH with 4,5" perforating guns on 7/16" EWL from 3135 m to 600 m MD.
dTimEnd: 2009-03-06T00:00:00+01:00
dTimStart: 2009-03-05T22:30:00+01:00
md: 600
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: