Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-11-11T00:00:00+01:00 to 2008-11-12T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
daysBehind: 3.4
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-11-12T00:00:00+01:00
dTimDiaHoleStart: 2008-09-20T04:00:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: LD 12 1/4" BHA. MU and RIH 8 1/2" PD Xceed BHA. Drill out 9 5/8" shoetrack with 1.44 sg OBM.
hpht: 0
md: 2536
mdCsgLast: 2534
mdDiaHoleStart: 1381
mdPlanned: -999.99
mdStrengthForm: 1381
presTestType: formation integrity test
reportNo: 38
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: WOW. Performed derrick inspection. Repaired earth connections and greased PRS. Checked and calibrated PRS anti-collision system.
tightWell: 0
tvd: 2350
tvdCsgLast: 2348.8
tvdStrengthForm: 1349
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
Pore pressure:
dTim: 2008-11-12T00:00:00+01:00
equivalentMudWeight: 1
md: 2536
readingKind: estimated
Survey stations:
Activities:
comments: RIH with wear bushing from 30 m to 139 m in singles.
dTimEnd: 2008-11-11T01:15:00+01:00
dTimStart: 2008-11-11T00:00:00+01:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Sat wear bushing according to Vetco procedure. Made 5 attempts before it was properly installed.
dTimEnd: 2008-11-11T03:15:00+01:00
dTimStart: 2008-11-11T01:15:00+01:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with wear bushing from 139 m to OOH m in singles. Removed PS30 and installed master bushings. LD WBRRT.

Meanwhile pressure tested choke & kill manifolds to 300/15000 psi for 5/10 min.
dTimEnd: 2008-11-11T05:30:00+01:00
dTimStart: 2008-11-11T03:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: WOW for derrick inspection using CAN climbers. Had 35-40 knots wind.

Meanwhile started slew calibrating PRS.
dTimEnd: 2008-11-11T06:00:00+01:00
dTimStart: 2008-11-11T05:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW for derrick inspection. 

Meanwhile changed out bumper bar on aft PRS using parts from fwd PRS. Fixed broken electrical connection on aft PRS. Removed scaffolding from rig floor. Injected slop into F-14. Performed remaining pressure test on kill and choke manifolds. Modified hooks for lifting bridle. Changed o-rings on leaking coomey unit. Installed flush joint elevator on PRS and function tested same.
dTimEnd: 2008-11-11T13:00:00+01:00
dTimStart: 2008-11-11T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Performed derrick inspection for potential dropped objects using CAN climbers.
dTimEnd: 2008-11-11T17:00:00+01:00
dTimStart: 2008-11-11T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Installed upper coupling cover on aft PRS. Greased couplings on fwd PRS.
dTimEnd: 2008-11-11T19:00:00+01:00
dTimStart: 2008-11-11T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Greased couplings on aft and fwd PRS and worked on earth connections on aft PRS (discovered during derrick inspection).

Meanwhile continued pressure testing choke manifolds.
dTimEnd: 2008-11-11T22:30:00+01:00
dTimStart: 2008-11-11T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Certified electrican and crew in use of cherry picker. 

Meanwhile performed ZMS adjustments for fox hole.
dTimEnd: 2008-11-11T23:00:00+01:00
dTimStart: 2008-11-11T22:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Continued to repair earth connections on aft PRS using cherry picker.
dTimEnd: 2008-11-12T00:00:00+01:00
dTimStart: 2008-11-11T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
Lithology and shows: