Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2015-01-29T00:00:00+01:00 to 2015-01-30T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
daysBehind: 1.1
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-01-30T00:00:00+01:00
dTimDiaHoleStart: 2015-01-29T11:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drift 9 5/8" liner. POOH with Timelock plug. R/U WL and install ME plug in 6 5/8" screens. Pull boreprotector. Run completion
hpht: 0
md: 1206
mdCsgLast: 1201
mdDiaHoleStart: 1206
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 4
ropCurrent: -999.99
strengthForm: 0
sum24Hr: L/D ESP assemblies. Performed multifinger caliper log. Installed boreprotector. RIH and set Timelock plug on DP. Attempted to pressure test casing.
tightWell: 0
tvdCsgLast: 1012
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Pulled out and L/D ESP assemblies. Removed power cable and instrument line to multi sensor. Disconnected power cable from motor. Recovered 4 ea Protectorlisers and 1 ea special XO-clamp - none left in hole.
dTimEnd: 2015-01-29T02:30:00+01:00
dTimStart: 2015-01-29T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Removed casing tong to set back area. Cleaned and cleared rig floor.
dTimEnd: 2015-01-29T03:00:00+01:00
dTimStart: 2015-01-29T02:30:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: P/U recovered tubing hanger with RT from deck. B/O RT with chain tongs. Inspected seal areas on TH for damages - no damages observed. M/U RT to TH neck. L/D TH with RT to deck.
dTimEnd: 2015-01-29T04:00:00+01:00
dTimStart: 2015-01-29T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT for wireline job. R/U WL equipment.
dTimEnd: 2015-01-29T04:30:00+01:00
dTimStart: 2015-01-29T04:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: M/U BHA for multifinger caliper log. Performed operational check of tool string.
dTimEnd: 2015-01-29T06:00:00+01:00
dTimStart: 2015-01-29T04:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH with WL toolstring and corrolated tool at logging depth.
dTimEnd: 2015-01-29T07:30:00+01:00
dTimStart: 2015-01-29T06:00:00+01:00
md: 439
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Opened caliper at 439 m and started logging up at 10 m/min.
dTimEnd: 2015-01-29T08:15:00+01:00
dTimStart: 2015-01-29T07:30:00+01:00
md: 18
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed caliper at 18 m. Pulled cable head to surface and hung off in C-plate.
dTimEnd: 2015-01-29T08:30:00+01:00
dTimStart: 2015-01-29T08:15:00+01:00
md: 18
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Waiting for approval of caliper log. Meanwhile performed TBT for R/D WL equipement.
dTimEnd: 2015-01-29T10:00:00+01:00
dTimStart: 2015-01-29T08:30:00+01:00
md: 18
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: L/D WL toolstring and R/D WL equipment.
dTimEnd: 2015-01-29T11:00:00+01:00
dTimStart: 2015-01-29T10:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2015-01-29T11:15:00+01:00
dTimStart: 2015-01-29T11:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed TBT for installing bore protector.
dTimEnd: 2015-01-29T11:30:00+01:00
dTimStart: 2015-01-29T11:15:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed master bushings. M/U running tool and bore protector. RIH on 5 1/2" DP and installed boreprotector. POOH with running tool. R/B DP stand and installed master bushings.
dTimEnd: 2015-01-29T13:30:00+01:00
dTimStart: 2015-01-29T11:30:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT for running Timelock plug.
dTimEnd: 2015-01-29T13:45:00+01:00
dTimStart: 2015-01-29T13:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U Timelock plug, RIH with same on 5 1/2" DP to 45 m. Installed diverter inserts.
dTimEnd: 2015-01-29T15:00:00+01:00
dTimStart: 2015-01-29T13:45:00+01:00
md: 45
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH w/Timelock plug on 5 7/8"  DP from 45 m to 369 m. Avg. tripping speed 162 m/hr.
dTimEnd: 2015-01-29T17:00:00+01:00
dTimStart: 2015-01-29T15:00:00+01:00
md: 369
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed TBT for washing down and setting plug.
dTimEnd: 2015-01-29T17:15:00+01:00
dTimStart: 2015-01-29T17:00:00+01:00
md: 369
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH from 369 m to 395 m. Lined up to wash top of PBR, verified line up against closed IBOP. Bled off pressure.
dTimEnd: 2015-01-29T18:00:00+01:00
dTimStart: 2015-01-29T17:15:00+01:00
md: 395
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Started to pump drill water at 300 lpm. Increased rate to 1100 lpm / 0 bar and washed top of PBR.
dTimEnd: 2015-01-29T18:30:00+01:00
dTimStart: 2015-01-29T18:00:00+01:00
md: 395
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Attempted to set Timelock plug according to Archer procedures. Made 3 attempts without sucess. Archer rep contacted onshore support for advice. Performed TBT with new crew. Observed that the plug was not at the required setting depth - attempted set in 13 3/8" casing. RIH with Timelock plug from 395 m to 424 m.
dTimEnd: 2015-01-29T20:30:00+01:00
dTimStart: 2015-01-29T18:30:00+01:00
md: 395
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Washed plug setting area and sat Timelock plug according to Archer instructions. Top of plug at 420,8 m. Positive indication of plug set. Closed ball valve and applied 30 bar to verify same closed. P/U and released running tool from plug.
dTimEnd: 2015-01-29T21:30:00+01:00
dTimStart: 2015-01-29T20:30:00+01:00
md: 425.6
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Lined up over shakers. Started pumping drill water from rig pumps. Increased pump rate to 2100 lpm / 0 bar and circulated 1 BU.
dTimEnd: 2015-01-29T22:30:00+01:00
dTimStart: 2015-01-29T21:30:00+01:00
md: 415
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Lined up cement unit to drillstring and performed line test against TDS IBOP to 100 bar. Bled back to 10 bar and opened TDS IBOP to confirm line-up.
dTimEnd: 2015-01-29T23:00:00+01:00
dTimStart: 2015-01-29T22:30:00+01:00
md: 415
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Closed overboard valves. Lined up rig pumps and pumped drill water down string and up above diverter packer. Closed diverter packer. Line up to cement unit and attempted to pressure up well to 10 bar from cement unit. No success.
dTimEnd: 2015-01-29T23:30:00+01:00
dTimStart: 2015-01-29T23:00:00+01:00
md: 415
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Checked line up and troubleshot loss of pressure.
dTimEnd: 2015-01-30T00:00:00+01:00
dTimStart: 2015-01-29T23:30:00+01:00
md: 415
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
Lithology and shows: