Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-02-22T00:00:00+01:00 to 1993-02-23T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 95.9
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-02-23T00:00:00+01:00
dTimDiaHoleStart: 1993-02-19T06:00:00+01:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *PRESS TEST BOP
*M/U THOJ AND 3 EA WOR JNTS AND RUN IN RISER, PRESS TEST
*PULL WEAR BUSHING
*PULL SEAL ASSY, INSTALL NEW METAL TO METAL SEAL ASSY
*INSTALL WEAR BUSHING
hpht: 0
md: -999.99
mdCsgLast: 3569.3
mdDiaHoleStart: 3580
mdPlanned: -999.99
reportNo: 99
ropCurrent: -999.99
sum24Hr: *WOW
*PULLED CORR CAP
*ORIENTED THOJ IN BOP USING DECK CRANE
*R/U BOP AND EQUIP
*RAN BOP AND RISER
tightWell: 0
tvdCsgLast: 2399
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-02-22T19:00:00+01:00
density: 1.4
locationSample: Active pit
md: -999.99
mudClass: oil based
presBopRating: -999.99
pv: 40
type: PETROFREE
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: WAITED ON WEATHER
dTimEnd: 1993-02-22T06:00:00+01:00
dTimStart: 1993-02-22T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WAITED ON WEATHER
dTimEnd: 1993-02-22T08:00:00+01:00
dTimStart: 1993-02-22T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: RIH WITH CORROSION CAP RETRIEVING TOOL TO 86 M
dTimEnd: 1993-02-22T08:30:00+01:00
dTimStart: 1993-02-22T08:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: PULLED RIG ON LOCATION, POSITIONED SAME. ENTERED CORR CAP W/RET TOOL, PULLED CAP FREE WITH 20 MT OVERPULL. PULLED RIG 25 M OFF LOCATION.
dTimEnd: 1993-02-22T12:00:00+01:00
dTimStart: 1993-02-22T08:30:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- position
state: ok
stateDetailActivity: success
comments: PULLED OUT WITH CORROSION CAP.
dTimEnd: 1993-02-22T13:30:00+01:00
dTimStart: 1993-02-22T12:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U AND ORIENTATED THOJ IN BOP USING CRANE
dTimEnd: 1993-02-22T20:00:00+01:00
dTimStart: 1993-02-22T13:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: PREPARED BOP FOR RUNNING. INSTALLED VX-RING
dTimEnd: 1993-02-23T00:00:00+01:00
dTimStart: 1993-02-22T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: