Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-05T00:00:00+02:00 to 2013-06-06T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-06-06T00:00:00+02:00
dTimDiaHoleStart: 2013-05-28T14:30:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drill out shoetrack. Perform scrapper run from 3187 m to 2642 m. POOH and L/D 8 1/2" clean out BHA. R/U wire line and run CBL.
hpht: 0
md: 3197
mdCsgLast: 2570.7
mdDiaHoleStart: 2614
mdPlanned: -999.99
mdStrengthForm: 2574
presTestType: formation integrity test
reportNo: 9
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Pressure tested BOPs and casing. M/U clean out BHA and RIH. Tagged to of cement at 3141 m and drilled out shoetrack to 3177 m.
tightWell: 0
tvd: 2782
tvdCsgLast: 2442
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-06-05T23:00:00+02:00
density: 1.28
locationSample: Flowline
md: 3197
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
dTim: 2013-06-05T12:00:00+02:00
density: 1.28
locationSample: Active pit
md: 3197
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
Pore pressure:
Survey stations:
Activities:
comments: Pressure tested BOPs to 20/345 bar for 5/10 min
dTimEnd: 2013-06-05T01:15:00+02:00
dTimStart: 2013-06-05T00:00:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: POOH with wearbushing running tool and L/D same.
dTimEnd: 2013-06-05T02:45:00+02:00
dTimStart: 2013-06-05T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Pressure tested blind shear rams and casing to 20/345 bar for 5/10 min
dTimEnd: 2013-06-05T03:00:00+02:00
dTimStart: 2013-06-05T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Vacated rig floor due to exhaust fumes from production module. 
Monitored exhaust CO level every 15 min. 

dTimEnd: 2013-06-05T10:30:00+02:00
dTimStart: 2013-06-05T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Held TBT. Flushed lines and tested standpipe to 20/400 bar for 5/10 min.
dTimEnd: 2013-06-05T11:00:00+02:00
dTimStart: 2013-06-05T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Held TBT. P/U and M/U 8 1/2" Clean Out BHA including HWDP to 156 m.
dTimEnd: 2013-06-05T14:00:00+02:00
dTimStart: 2013-06-05T11:00:00+02:00
md: 156
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Displaced riser to 1.28 sg OBM with 1700 lpm, 35 bar.
dTimEnd: 2013-06-05T15:00:00+02:00
dTimStart: 2013-06-05T14:00:00+02:00
md: 156
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held TBT. RIH 8 1/2" clean out BHA from 156 m to 196 m and performed choke drill.
dTimEnd: 2013-06-05T16:00:00+02:00
dTimStart: 2013-06-05T15:00:00+02:00
md: 156
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed masterbushing and installed auto slips.
dTimEnd: 2013-06-05T16:30:00+02:00
dTimStart: 2013-06-05T16:00:00+02:00
md: 156
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH 8 1/2" clean out BHA on 5 1/2" DP from 196 m to 3101 m, filling string every 1000 m.
Average tripping speed 775 m/hr.
dTimEnd: 2013-06-05T20:15:00+02:00
dTimStart: 2013-06-05T16:30:00+02:00
md: 3101
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Washed down from 3101 m to 3128 m with 2000 lpm, 140 bar, 30 rpm, 12-15 kNm.
dTimEnd: 2013-06-05T20:45:00+02:00
dTimStart: 2013-06-05T20:15:00+02:00
md: 3128
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH and recorded weight at 3128 m with 5 MT. Drilled excess cement from 3128 m to 3135 m with 2500 lpm, 190 bar, 60 rpm, 12-15 kNm. Observed shackers overflow.
dTimEnd: 2013-06-05T21:15:00+02:00
dTimStart: 2013-06-05T20:45:00+02:00
md: 3135
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Picked of bottom and screened down shackers.
dTimEnd: 2013-06-05T21:45:00+02:00
dTimStart: 2013-06-05T21:15:00+02:00
md: 3135
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Drilled excess cement from 3135 m to 3141 m with 2400 lpm, 140 bar, 60 rpm, 11-15 kNm.
dTimEnd: 2013-06-05T22:00:00+02:00
dTimStart: 2013-06-05T21:45:00+02:00
md: 3141
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Tagged top of cement at 3141 m. Drilled firm cement from 3141 m to 3177 m with 2400 lpm, 140 bar, 60 rpm, 11-16 kNm, WOB 10-16 MT, Average ROP 18 m/hr.
dTimEnd: 2013-06-06T00:00:00+02:00
dTimStart: 2013-06-05T22:00:00+02:00
md: 3177
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows:
dTim: 2013-06-06T00:00:00+02:00
lithology: fghjcgh
mdBottom: 35354
mdTop: 32453
tvdBottom: 56354
tvdTop: 3453