Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-22T00:00:00+02:00 to 2013-06-23T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-06-23T00:00:00+02:00
dTimDiaHoleStart: 2013-06-21T21:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pull high pressure drilling riser.
hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 26
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Nippled down diverter and BOP.
Installed claxton tool to NT-2 connector.
Rigged down tensioning cylinders and tension ring.
Installed guide wires.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-06-22T21:00:00+02:00
density: 1.03
locationSample: Flowline
md: 4770
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
dTim: 2013-06-22T15:00:00+02:00
density: 1.32
locationSample: Reserve pit
md: 4770
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14
Pore pressure:
Survey stations:
Activities:
comments: Nippled down BOP and moved over to test stump.
dTimEnd: 2013-06-22T11:30:00+02:00
dTimStart: 2013-06-22T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to remove master bushings and pick up and make up claxton tool to NT-2 connector.
dTimEnd: 2013-06-22T11:45:00+02:00
dTimStart: 2013-06-22T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Removed master bushings and outer bushings. Picked up and made up claxton tool to 5 1/2" drill pipe.
dTimEnd: 2013-06-22T12:30:00+02:00
dTimStart: 2013-06-22T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Landed off claxton tool to NT-2 connector. Attached control lines and latched running tool. Recovered control lines. Verified make up by applying 5MT overpull.
dTimEnd: 2013-06-22T13:15:00+02:00
dTimStart: 2013-06-22T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Removed scaffold from around claxton tool.

Meanwhile: Cleaned and tidied rig floor.
dTimEnd: 2013-06-22T14:00:00+02:00
dTimStart: 2013-06-22T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Held prejob meeting prior to rigging down tensioning system.
dTimEnd: 2013-06-22T14:15:00+02:00
dTimStart: 2013-06-22T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Rigged down tensioning cylinders and tension ring.

Meanwhile: Prepared 24" elevator, C-plate and bails on rig floor.
dTimEnd: 2013-06-22T21:00:00+02:00
dTimStart: 2013-06-22T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Removed split hatch cover from F-11. Rigged up to run guide wires to wellhead template.
dTimEnd: 2013-06-22T23:00:00+02:00
dTimStart: 2013-06-22T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Ran guide wires to seabed.
dTimEnd: 2013-06-23T00:00:00+02:00
dTimStart: 2013-06-22T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: