Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-05T00:00:00+02:00 to 2008-06-06T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-06T00:00:00+02:00
dTimDiaHoleStart: 2008-06-05T09:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 10 3/4" Tie-back adapter on 10 3/4" casing and 10 3/4" surface casing hanger assembly. Pick up spear assy and install 10 3/4" Tie-back adapter/casing and pressure test against RTTS plug.  Install MS seal. Leak test. Run bowl protector in surface wellhead. MU and RIH RTTS pulling tool on DP.
hpht: 0
md: 2788
mdCsgLast: 2783.5
mdDiaHoleStart: 2788
mdPlanned: -999.99
mdStrengthForm: 2284
presTestType: leak off test
reportNo: 51
ropCurrent: -999.99
strengthForm: 1.67
sum24Hr: Tested BOP connection to 35/345 bars 5/10mins. Washed subsea well head. Rigged up casing handling equipment. RIH with 10 3/4" Tie-back adapter on 10 3/4" casing and made up 10 3/4" surface casing hanger assembly.
tightWell: 0
tvd: 2728.4
tvdCsgLast: 2728.3
tvdStrengthForm: 2281
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
dTim: 2008-06-06T00:00:00+02:00
equivalentMudWeight: 1.03
md: 2788
readingKind: estimated
Survey stations:
Activities:
comments: Perform slip and cut of drill line.

dTimEnd: 2008-06-05T01:15:00+02:00
dTimStart: 2008-06-05T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Continued slip and cut of drill line.

dTimEnd: 2008-06-05T04:30:00+02:00
dTimStart: 2008-06-05T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: operation failed
comments: Calibrated top drive.
dTimEnd: 2008-06-05T05:00:00+02:00
dTimStart: 2008-06-05T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: operation failed
comments: Held tool box talk prior to install test plug in surface well for testing of BOP riser connection.
dTimEnd: 2008-06-05T06:00:00+02:00
dTimStart: 2008-06-05T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up test plug and RIH and landed off in surface well head. 

dTimEnd: 2008-06-05T07:00:00+02:00
dTimStart: 2008-06-05T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Held tool box talk and filled riser to SW and tested BOP connection to 35/345 bars 5/10mins.
dTimEnd: 2008-06-05T08:30:00+02:00
dTimStart: 2008-06-05T07:00:00+02:00
md: 20.5
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: POOH with test plug.
dTimEnd: 2008-06-05T09:00:00+02:00
dTimStart: 2008-06-05T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Held tool box talk and broke out test plug and made up wear bushing RT with Bowl Protector.

dTimEnd: 2008-06-05T09:30:00+02:00
dTimStart: 2008-06-05T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: RIH and set Bowl Protector as per Vetco procedure. POOH and laid out Bowl Protector RT.

dTimEnd: 2008-06-05T10:00:00+02:00
dTimStart: 2008-06-05T09:30:00+02:00
md: 20
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to handling HWDP.

dTimEnd: 2008-06-05T10:15:00+02:00
dTimStart: 2008-06-05T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Checked dies in PRS, PDM and handling equipment prior to pick up HWDP. Unable to handle HWDP with PDM.

dTimEnd: 2008-06-05T10:45:00+02:00
dTimStart: 2008-06-05T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Trouble shooted the PDM, found that PDM had to be re-programmed for handling HWDP.

dTimEnd: 2008-06-05T11:45:00+02:00
dTimStart: 2008-06-05T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with Annulus Insert RT, while picking up dedicated HWDP landing string from cantilever. Found incompatible tool jnts. with 3mm gab.

dTimEnd: 2008-06-05T13:00:00+02:00
dTimStart: 2008-06-05T11:45:00+02:00
md: 53
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH and laid out 3 jnt incompatible tool jnts. Picked up and meassured 3 new jnts.

dTimEnd: 2008-06-05T14:00:00+02:00
dTimStart: 2008-06-05T13:00:00+02:00
md: 53
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Continued RIH with Annulus Insert RT, on dedicated HWDP landing string to 113m.

dTimEnd: 2008-06-05T15:15:00+02:00
dTimStart: 2008-06-05T14:00:00+02:00
md: 113
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up Landing String to TDS. RIH and tagged top of Annulus Insert,
with max. 2 ton. Engaged the J-slot and took 1 ton overpull. Slacked off to neutral string weight. Rotated to the left approx 6 turns, while keeping neutral weight to retrieve Annulus Insert.

dTimEnd: 2008-06-05T16:00:00+02:00
dTimStart: 2008-06-05T15:15:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH and laid out RRT and Annulus Insert. As POOH with the Annulus Insert passed subsea well head very carefully and surface well head wear bushing very slowly due to small clearances.

dTimEnd: 2008-06-05T17:45:00+02:00
dTimStart: 2008-06-05T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up Bull nose jet sub and RIH from surface to 140m.

dTimEnd: 2008-06-05T18:30:00+02:00
dTimStart: 2008-06-05T17:45:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up and washed subsea well reciprocating the pipe, pumped 40m³ SW, 10m³ Hi-vis and displaced  riser to 1.03 sg Treated Seawater.
dTimEnd: 2008-06-05T21:00:00+02:00
dTimStart: 2008-06-05T18:30:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH and L/D Bullnose sub.

dTimEnd: 2008-06-05T21:30:00+02:00
dTimStart: 2008-06-05T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up Primary Bowl Protector RRT on DP. RIH and retrieved Bowl Protector, POOH and laid out Bowl Protector.

dTimEnd: 2008-06-05T22:15:00+02:00
dTimStart: 2008-06-05T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and made up Spear assy. using rig-tongs. Racked back Spear assy. in derrick.

dTimEnd: 2008-06-05T23:15:00+02:00
dTimStart: 2008-06-05T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor.

dTimEnd: 2008-06-05T23:30:00+02:00
dTimStart: 2008-06-05T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Held tool box talk and commenced rig up casing handling equipment and casing tong.

dTimEnd: 2008-06-06T00:00:00+02:00
dTimStart: 2008-06-05T23:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: