Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-18T00:00:00+01:00 to 2008-01-19T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-19T00:00:00+01:00
dTimDiaHoleStart: 2008-01-16T05:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Test B-annulus to 220 bar. Run perforation guns to 3303 m MD. Correlate guns with PBR no-go. Set MAXR gun hanger. POOH with gun hanger setting tool. 
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 116
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Waited for plan of action from town. Tested bultibowl BT-seals to 220 bar/10 min. WOW.
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-18T00:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-19T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Flushed lines and pressure tested from cement unit to outer manual valve on B-annulus 35/250 bar for 5 min.

Meanwhile performed maintenance on TDS and rig floor equipment.
dTimEnd: 2008-01-18T03:00:00+01:00
dTimStart: 2008-01-18T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: Waited for plan of action from town. Meanwhile performed maintenance on TDS and rig floor equipment.
dTimEnd: 2008-01-18T06:00:00+01:00
dTimStart: 2008-01-18T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: Waited for plan of action from town. 

Meanwhile :
-Performed 6 month maintenance on TDS
-Installed centralizer ring on F-7
-Transfered 7 m3 packer fluid from pit 3 to cmt unit with MP2
-Installed back up BX elevator and function tested same
-Disconnected winch on aft TDS working platform
dTimEnd: 2008-01-18T22:00:00+01:00
dTimStart: 2008-01-18T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: Performed in-between test to 220 bar / 10 min on multibowl BT-seals.
dTimEnd: 2008-01-18T22:30:00+01:00
dTimStart: 2008-01-18T22:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Waited on weather due to high winds up to 87 knop and danger for people to be present in well head module.
dTimEnd: 2008-01-19T00:00:00+01:00
dTimStart: 2008-01-18T22:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: