Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1992-09-15T00:00:00+02:00 to 1992-09-16T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-18T00:00:00+02:00
dateDrillComplete: 1992-12-18
daysBehind: 7.3
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1992-09-16T00:00:00+02:00
dTimDiaHoleStart: 1992-09-15T01:00:00+02:00
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: -RUN AND SET CTS.
-DRILL 9 7/8" PILOT HOLE TO 550 MTVD
hpht: 0
md: -999.99
mdDiaHoleStart: 0
mdKickoff: 562
mdPlanned: -999.99
reportNo: 8
ropCurrent: -999.99
sum24Hr: INSPECTED CTS ANCHOR WITH THE ROV AND RELEASED SAME. PULLTESTED
ANCHORS TO 160 TONS AND POSITIONED RIG OVER S3. OPENED HATCH S3.
INNSTALLED GUIDEWIRE AND PREPARED FOR RUNNING CTS.
tightWell: 0
waterDepth: 84
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: CONTINUE DEBALLASTED RIG.
dTimEnd: 1992-09-15T01:00:00+02:00
dTimStart: 1992-09-15T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- transit
state: ok
stateDetailActivity: success
comments: ATTEMTED TO SET OUT CTS ANCHOR. WIRE FROM RIG TO NORMAND BORG WAS ACRO SS EMERGENCY TOWING LINE.
dTimEnd: 1992-09-15T03:00:00+02:00
dTimStart: 1992-09-15T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- anchor
state: ok
stateDetailActivity: success
comments: REARRANGED WIRE FROM RIG TO NORMAND BORG.
dTimEnd: 1992-09-15T04:00:00+02:00
dTimStart: 1992-09-15T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- anchor
state: ok
stateDetailActivity: success
comments: PULLED CTS ANCHOR OVER TO NORMAND BORG. REARRANGED CTS ANCHOR.
dTimEnd: 1992-09-15T05:30:00+02:00
dTimStart: 1992-09-15T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- anchor
state: ok
stateDetailActivity: success
comments: POSISTIONED NORMAND BORG AND DROPPED CTS ANCHOR 120M/110 DEG. FROM TEMPLATE.
dTimEnd: 1992-09-15T06:00:00+02:00
dTimStart: 1992-09-15T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- anchor
state: ok
stateDetailActivity: success
comments: INSPECTED CTS ANCHOR WITH ROV. RELEASED ROV HOOK. PULLED HOOK TO NORMAND BORG.
dTimEnd: 1992-09-15T07:00:00+02:00
dTimStart: 1992-09-15T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: JUMPED SEA OWL,RETRIEVED SAME DUE TO ELECTRICAL FAILURE.
dTimEnd: 1992-09-15T08:00:00+02:00
dTimStart: 1992-09-15T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: equipment failure
comments: PULLTESTED ANCHORS TO 160 TON,OK. JUMPED SEA OWL. POSITIONED RIG OVER TEMPLATE.
dTimEnd: 1992-09-15T12:30:00+02:00
dTimStart: 1992-09-15T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- anchor
state: ok
stateDetailActivity: success
comments: PREPARED GUIDE LINE NO.4 TO OPEN HATCH,WHILE PERFORMED TEMPLATE SURVEY W/ROV.
dTimEnd: 1992-09-15T14:00:00+02:00
dTimStart: 1992-09-15T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: OPENED LATCH ON HATCH S3. ESTABLISHED WIRE TO OPEN HATCH. OPENED HATCH S3. INSPECTED HINGES,RELEASED WIRE. STABBED AND INSTALLED GUIDE WIRE NO.4. PULLTESTED SAME TO 2 TON,OK.
dTimEnd: 1992-09-15T18:00:00+02:00
dTimStart: 1992-09-15T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: INSTALLED GUIDE WIRE NO.1 AND PULLTESTED SAME WITH 2 TON,OK.
dTimEnd: 1992-09-15T19:00:00+02:00
dTimStart: 1992-09-15T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: MOVED RIG 12M IN DIR. 110 DEG. OPERATION INTERRUPTED DUE TO PROBLEMS ON GUIDE LINE NO.4.
dTimEnd: 1992-09-15T20:00:00+02:00
dTimStart: 1992-09-15T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: INSTALLED GUIDE WIRE NO.2 AND NO.3 PULLTESTED SAME TO 2 TON. MOVED RIG 25M FROM TEMPLATE IN DIR. 110 DEG.
dTimEnd: 1992-09-15T22:00:00+02:00
dTimStart: 1992-09-15T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: P/U 5" HWDP
dTimEnd: 1992-09-16T00:00:00+02:00
dTimStart: 1992-09-15T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: