Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-11-21T00:00:00+01:00 to 2008-11-22T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
daysBehind: 10.2
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-11-22T00:00:00+01:00
dTimDiaHoleStart: 2008-11-13T06:00:00+01:00
diaHole: 8.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 3670
mdCsgLast: 2534
mdDiaHoleStart: 2536
mdPlanned: -999.99
mdStrengthForm: 1381
presTestType: formation integrity test
reportNo: 48
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: None
tightWell: 0
tvd: 2910
tvdCsgLast: 2348.8
tvdStrengthForm: 1349
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued circulating the hole clean at 2000 lpm / SPP 203 bars.

dTimEnd: 2008-11-21T00:15:00+01:00
dTimStart: 2008-11-21T00:00:00+01:00
md: 3670
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed flow check to static well, with slow rotation 5 rpm.

dTimEnd: 2008-11-21T01:00:00+01:00
dTimStart: 2008-11-21T00:15:00+01:00
md: 3670
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH 5 std 5½" DP wet from 3670 m to 3403 m.

dTimEnd: 2008-11-21T02:45:00+01:00
dTimStart: 2008-11-21T01:00:00+01:00
md: 3403
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pumped 5 m³ 1.75 SG slug.

dTimEnd: 2008-11-21T03:15:00+01:00
dTimStart: 2008-11-21T02:45:00+01:00
md: 3403
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued to POOH with 5½" DP form 3403 to 3243 m. 

Attempted setting 5½" DP std in finger board. Pipe did not enter the finger board and got bent.
dTimEnd: 2008-11-21T04:15:00+01:00
dTimStart: 2008-11-21T03:15:00+01:00
md: 3243
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Investigated the 5½" DP std and prepared securing of the 5½" DP std. Performed SJA and commenced securing of the 5½" DP std.

Simultaneously reciprocated and rotated the string 10 rpm.
dTimEnd: 2008-11-21T06:00:00+01:00
dTimStart: 2008-11-21T04:15:00+01:00
md: 3243
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: equipment failure
comments: Secured bent 5½" DP std in finger board. Inspected the AFT PRS.

dTimEnd: 2008-11-21T07:00:00+01:00
dTimStart: 2008-11-21T06:00:00+01:00
md: 3243
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: equipment failure
comments: Held tool box talk with day shift and continued to POOH with 8½" BHA on 5½" DP from 3243 m to 2519 m into the 9 5/8" shoe.

dTimEnd: 2008-11-21T09:30:00+01:00
dTimStart: 2008-11-21T07:00:00+01:00
md: 2519
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flow checked well - static. Performed kick drill 45sec. Serviced the TDS.

dTimEnd: 2008-11-21T10:00:00+01:00
dTimStart: 2008-11-21T09:30:00+01:00
md: 2519
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flushed choke & kill line through BOP. Meanwhile serviced & inspected the TDS.

dTimEnd: 2008-11-21T10:45:00+01:00
dTimStart: 2008-11-21T10:00:00+01:00
md: 2519
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Continued to POOH with 8½" BHA on 5½"DP from 2519m to 1792m. 

dTimEnd: 2008-11-21T12:15:00+01:00
dTimStart: 2008-11-21T10:45:00+01:00
md: 1792
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held tool box talk and changed to 5" DP handling equipment. Laid out x/o.

dTimEnd: 2008-11-21T12:45:00+01:00
dTimStart: 2008-11-21T12:15:00+01:00
md: 1792
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued to POOH with 8½" BHA on 5" DP from 1792m to 165 m. 

dTimEnd: 2008-11-21T15:30:00+01:00
dTimStart: 2008-11-21T12:45:00+01:00
md: 165
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flow checked well - static. Meanwhile checked dies on FWD PRS, removed PS 21 slips.

dTimEnd: 2008-11-21T16:15:00+01:00
dTimStart: 2008-11-21T15:30:00+01:00
md: 165
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held tool box talk and started to lay out 8½" BHA. Cleared & cleaned drill floor. Prepared & removed radio active source from Ecoscope tool.

dTimEnd: 2008-11-21T19:15:00+01:00
dTimStart: 2008-11-21T16:15:00+01:00
md: 78
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held tool box talk with night shift and continued laying out 8½" BHA.

dTimEnd: 2008-11-21T22:30:00+01:00
dTimStart: 2008-11-21T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleared drill floor. Held tool box talk prior to lay out bent 5½" DP std.

dTimEnd: 2008-11-21T22:45:00+01:00
dTimStart: 2008-11-21T22:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Laid out bent 5½" DP.

dTimEnd: 2008-11-22T00:00:00+01:00
dTimStart: 2008-11-21T22:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: equipment failure
Lithology and shows: