Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-03-30T00:00:00+02:00 to 1993-03-31T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 131.9
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-03-31T00:00:00+02:00
dTimDiaHoleStart: 1993-03-26T00:00:00+01:00
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *LAND BACK-UP HANGER IN WH
*RUN AWS GR/CL LOG TO CORRELATE TEST STRING
*POOH AND SPACE OUT STRING
*RIH WITH SSTT, TUBING AND LUBRICATOR VALVE
*PRESS TEST TUBING/SSTT AND LUBRICATOR VALVE
*M/U FLOWHEAD AND SURFACE EQUIP, PRESS TEST EQUIP AND
 DISPLACE STRING TO DIESEL
*PERFORATE AND CLEAN UP WELL, FLOW WELL ACC TO PROGRAM
hpht: 0
md: 3751
mdCsgLast: 4640
mdPlanned: -999.99
reportNo: 135
ropCurrent: -999.99
sum24Hr: CONT RIH WITH 4 1/2" TEST TUBING FROM 1501 TO 3055 M
M/U FLOWHEAD TO ONE SINGLE TEST TUBING
CONT RIH TO 3097 M
M/U X-OVER ON TEST STANDPIPE
CONT RIH TO 4231 M
PRESS TESTED TEST TUBING TO 350 BAR
M/U BACK-UP FLUTED HANGER AND RIH WITH TEST STRING ON DP
tightWell: 0
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-03-30T06:00:00+02:00
density: 1.15
locationSample: Active pit
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: BRINE
visFunnel: -999.99
yp: -999.99
dTim: 1993-03-30T00:00:00+02:00
density: 1.15
locationSample: Active pit
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: BRINE
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: CONT RIH WITH TEST TUBING FROM 550 TO 1401 M
dTimEnd: 1993-03-30T06:00:00+02:00
dTimStart: 1993-03-30T00:00:00+02:00
md: 1401
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: success
comments: CONT RIH WITH 4 1/2" PH-6 TEST TUBING FROM 1501 TO 3055 M. FILLED STRING WITH 1,15 SG BRINE
dTimEnd: 1993-03-30T15:00:00+02:00
dTimStart: 1993-03-30T06:00:00+02:00
md: 3055
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: success
comments: P/U FLOWHEAD AND M/U TO ONE SINGLE 4 1/2" PH-4 TUBING, L/D SAME
dTimEnd: 1993-03-30T17:30:00+02:00
dTimStart: 1993-03-30T15:00:00+02:00
md: 3055
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: success
comments: CONT RIH WITH 4 1/2" PH4 TEST TUBING FROM 3055 TO 3097 M
dTimEnd: 1993-03-30T18:30:00+02:00
dTimStart: 1993-03-30T17:30:00+02:00
md: 3097
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: success
comments: INSTALLED X-OVER ON TEST STANDPIPE
dTimEnd: 1993-03-30T19:30:00+02:00
dTimStart: 1993-03-30T18:30:00+02:00
md: 3097
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: CONT RIH WITH 4 1/2" PH-4 TEST TUBING FROM 3097 TO 3751 M
dTimEnd: 1993-03-31T00:00:00+02:00
dTimStart: 1993-03-30T19:30:00+02:00
md: 3751
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: