Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2010-09-25T00:00:00+02:00 to 2010-09-26T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2010-09-26T00:00:00+02:00
dTimDiaHoleStart: 2010-09-23T16:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None.
hpht: 0
md: -999.99
mdCsgLast: 3508
mdDiaHoleStart: 3510
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Logged RST in IC mode from 3370 to 3230 m. Inflow tested HMV and DHSV. RD wireline pressure control equipment. Handed well over to Production department. Prepared wireline equipment for demobilization.
tightWell: 0
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued logging RST-D in IC mode from 3370 to 3260 m at 0.5 m/min.
dTimEnd: 2010-09-25T06:00:00+02:00
dTimStart: 2010-09-25T00:00:00+02:00
md: 3260
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued logging RST-D in IC mode from 3260 to 3230 m at 0.5 m/min.
dTimEnd: 2010-09-25T08:00:00+02:00
dTimStart: 2010-09-25T06:00:00+02:00
md: 3230
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH with BHA #1.
dTimEnd: 2010-09-25T10:45:00+02:00
dTimStart: 2010-09-25T08:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: OOH. WHP 37 bar. Closed well and inflow tested HMV. Bled off and flushed lubricator with N2. Held toolbox meeting.
dTimEnd: 2010-09-25T13:00:00+02:00
dTimStart: 2010-09-25T10:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: LD RST toolstring and inspected same.
dTimEnd: 2010-09-25T14:00:00+02:00
dTimStart: 2010-09-25T13:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Closed BOP. Flushed riser with N2 through KWV to blow down.
dTimEnd: 2010-09-25T14:45:00+02:00
dTimStart: 2010-09-25T14:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Closed DHSV and bled down to 8 bar. Inflow tested DHSV. Bled off pressure above and closed well. Lined up and leak tested XMT cross.
dTimEnd: 2010-09-25T16:15:00+02:00
dTimStart: 2010-09-25T14:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held toolbox meeting and LD lubricator onto cat walk machine. Lifted upper riser section to rig floor with top drive. Lifted BOP away in moon pool. RD lower riser.
dTimEnd: 2010-09-25T18:30:00+02:00
dTimStart: 2010-09-25T16:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Removed chiksan manifold on KWV and installed end cap. Installed XMT top cap. Leak tested KWV end cap and XMT top cap to 20/345 bar for 5/10 min. Disconnected local control panel for HMV and DHSV.
Handed well over to Production department.
dTimEnd: 2010-09-25T21:00:00+02:00
dTimStart: 2010-09-25T18:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Disassambled riser and lubricator and lifted out riser sections from rig floor.
dTimEnd: 2010-09-26T00:00:00+02:00
dTimStart: 2010-09-25T21:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: