Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-07-18T00:00:00+02:00 to 2013-07-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-19T00:00:00+02:00
dTimDiaHoleStart: 2013-07-09T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: M/U perforation BHA # 6. RIH from surface to 4300m. Correlate and position gun assembly. Perforate interval # 6 and POOH to surface. L/O perforation BHA # 6 and P/U BHA # 7.
hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 52
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: L/O perforation BHA # 4RR3. P/U and M/U perforation BHA # 5. RIH and perforated interval # 5. POOH from 4295 m to surface with perforation BHA # 5 and L/O same.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Bleed down pressure to 0 bar and broke out lubricator.
dTimEnd: 2013-07-18T00:30:00+02:00
dTimStart: 2013-07-18T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: L/O perforation BHA # 4RR3 and L/D lubricator
dTimEnd: 2013-07-18T02:00:00+02:00
dTimStart: 2013-07-18T00:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Re-build cablehead and tested tools.
Meanwhile removed topdrive pipe handler for service.
dTimEnd: 2013-07-18T05:00:00+02:00
dTimStart: 2013-07-18T02:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U lubricator and M/U perforation BHA # 5.
dTimEnd: 2013-07-18T07:15:00+02:00
dTimStart: 2013-07-18T05:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U lubricator and pressure tested In-Situ Sub to 30/300 bar for 5/10 min. Eqaulized pressure and opened well.
dTimEnd: 2013-07-18T08:00:00+02:00
dTimStart: 2013-07-18T07:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation BHA # 5 on wireline from surface to 3377 m.
(Tool length: 27.01m, MAX OD: 4.5in, Tool Weight: 974.65 kg)
dTimEnd: 2013-07-18T10:30:00+02:00
dTimStart: 2013-07-18T08:00:00+02:00
md: 3377
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation BHA # 5 on wireline tractor from 3377 m to 4305 m.
dTimEnd: 2013-07-18T12:30:00+02:00
dTimStart: 2013-07-18T10:30:00+02:00
md: 4305
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated and postioned gun assembly at perforation interval # 5 from 4295 m to 4286 m.
WHP: 53.6 bar before and after perforation
dTimEnd: 2013-07-18T14:15:00+02:00
dTimStart: 2013-07-18T12:30:00+02:00
md: 4295
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval # 5, good indication of guns fired.
dTimEnd: 2013-07-18T14:30:00+02:00
dTimStart: 2013-07-18T14:15:00+02:00
md: 4295
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH with perforation BHA # 5 from 4295 m to surface.
dTimEnd: 2013-07-18T17:30:00+02:00
dTimStart: 2013-07-18T14:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Closed and inflow tested HMV/SWAB valve. Broke out lubricator and L/O perforation BHA # 5.
dTimEnd: 2013-07-18T20:45:00+02:00
dTimStart: 2013-07-18T17:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Re-biuld cablehead and tested tools.
Meanwhile: Removed washpipe and checked bolts on topdrive main chaft bearing retainer.
dTimEnd: 2013-07-18T23:15:00+02:00
dTimStart: 2013-07-18T20:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U lubricator and perforation BHA # 6.
dTimEnd: 2013-07-19T00:00:00+02:00
dTimStart: 2013-07-18T23:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: