Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-01T00:00:00+01:00 to 2009-02-02T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-02T00:00:00+01:00
dTimDiaHoleStart: 2009-01-27T01:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Wait on weather for running production riser. Weatherforcast indicates operational window starting Wednesday morning.
hpht: 0
md: 2920
mdCsgLast: 2914.8
mdDiaHoleStart: 2971
mdPlanned: -999.99
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 15
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Ran in with TBC and first production riser double. Waited on weather for running production riser. Performed general PM.
tightWell: 0
tvd: 2748
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather to run production riser.

Meanwhile :
-Function tested iron roughneck in aft position.
-Cleaned lower shakers.
-RU to run tuggers through F-10 opening on centralizer deck.
-Worked on motor for slurry pump.
-Removed master bushings. Installed and function tested riser spider.
-Built scaffolding/barriers around deck openings.
dTimEnd: 2009-02-01T03:00:00+01:00
dTimStart: 2009-02-01T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Held tool box talk for running production riser and hot-stab with involved personnel.
dTimEnd: 2009-02-01T03:30:00+01:00
dTimStart: 2009-02-01T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lifted TBC/stress joint from cantiliver until handling sub was latched into TDS. Unhooked uppermost sling and lifted TBC/stress joint with TDS until it was hanging vertically. Lifted hot-stab to drill floor.

Meanwhile installed VX-ring using ROV.
dTimEnd: 2009-02-01T04:30:00+01:00
dTimStart: 2009-02-01T03:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Function tested TBC according to Vetco instructions.

dTimEnd: 2009-02-01T06:00:00+01:00
dTimStart: 2009-02-01T04:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Function tested TBC according to Vetco instructions.
dTimEnd: 2009-02-01T06:30:00+01:00
dTimStart: 2009-02-01T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited on weather to run production riser. Informed Production to shut down F-4, F-5 and F-14 at 08:10.

Meanwhile :
-Performed rig maintenace
-Routed tuggers to guide TBC/production riser.
dTimEnd: 2009-02-01T10:00:00+01:00
dTimStart: 2009-02-01T06:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to running production riser. Lowered TBC/stress joint through rotary. Extended riser spider dogs and installed stop bolts in PR holes #3. Hung off stress joint in riser spider. Alligned TBC ROV panels and checked TBC connector for damage.
dTimEnd: 2009-02-01T10:30:00+01:00
dTimStart: 2009-02-01T10:00:00+01:00
md: 23
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lifted 1st double with dual lift on block and deckcrane.
dTimEnd: 2009-02-01T10:45:00+01:00
dTimStart: 2009-02-01T10:30:00+01:00
md: 23
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected handling tool. Made up flanged connection according to Vetco/Bandak procedure. Installed fairring on coupling. Ran in and placed TBC connector in level with Weather deck deck. Prepared guidewires in slot F-10. Ran and attched 10 MT guide wire to template. Attempted to run 6 MT guidewire, but the wire tangled around 10 MT tugger wire and slipped out of ROV hook assy, due to high winds. Waves had increased to 4-6 m and operation was stopped. Hung off PR in riser spider and kept TDS engaged to handling tool.
dTimEnd: 2009-02-01T15:00:00+01:00
dTimStart: 2009-02-01T10:45:00+01:00
md: 37
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited on weather to run production riser. Informed Production to re-start wells at 15:05.

Meanwhile :
-Performed rig maintenace
-Performed derrick inspection/PM's in derrick.
-Assembled slurry pump.
-Cleaned lower shakers
-Performed 3-yearly maintenace on valve C3
-Finished function test of iron roughneck
dTimEnd: 2009-02-02T00:00:00+01:00
dTimStart: 2009-02-01T15:00:00+01:00
md: 37
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: