Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-04-28T00:00:00+02:00 to 2008-04-29T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 4.7
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-04-29T00:00:00+02:00
dTimDiaHoleStart: 2008-04-26T13:00:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install BOP riser jnt. Nipple up the BOP. 
hpht: 0
md: 1083
mdCsgLast: 1076.9
mdDiaHoleStart: 1083
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 22
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Ran in with HPDR, landed and locked the HPDR. Made up the tension system. 
tightWell: 0
tvd: 1082.5
tvdCsgLast: 1076.5
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2008-04-28T15:00:00+02:00
density: 1.3
locationSample: Reserve pit
md: 1083
mudClass: water based
presBopRating: 0
pv: -999.99
type: HPWBM
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-04-29T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1083
readingKind: estimated
Survey stations:
Activities:
comments: Continued installation of guide wires.

dTimEnd: 2008-04-28T00:30:00+02:00
dTimStart: 2008-04-28T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran in with TBC and HPDR double "A".

dTimEnd: 2008-04-28T02:00:00+02:00
dTimStart: 2008-04-28T00:30:00+02:00
md: 36.6
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: ROV installed guide wires at template.

dTimEnd: 2008-04-28T03:30:00+02:00
dTimStart: 2008-04-28T02:00:00+02:00
md: 36.6
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up 5½" DP to HPDR lifting sub, and racked back in derrick.

dTimEnd: 2008-04-28T04:30:00+02:00
dTimStart: 2008-04-28T03:30:00+02:00
md: 36.6
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to pick up HPDR double "B".
dTimEnd: 2008-04-28T04:45:00+02:00
dTimStart: 2008-04-28T04:30:00+02:00
md: 36.6
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up HPDR "B". Removed lifting sub on HPDR "A" and commenced preparing flange connection.
dTimEnd: 2008-04-28T06:00:00+02:00
dTimStart: 2008-04-28T04:45:00+02:00
md: 36.6
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued making up the HPDR and ran in same. Held tool box talk with day shift prior to run HPDR. Prepared ROV for brush & clean the VX profile on 18 3/4" WH and performed same.

dTimEnd: 2008-04-28T14:45:00+02:00
dTimStart: 2008-04-28T06:00:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up 5½" DP with HPDR lifting sub. Attached to the HPDR tension jnt. Ran in and parked TBC inside guide funnel

dTimEnd: 2008-04-28T16:00:00+02:00
dTimStart: 2008-04-28T14:45:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: ROV removed guide wires and funnel and parked funnel on F-3. Simultaneously prepared all equipment for installation of the tension system.

dTimEnd: 2008-04-28T17:15:00+02:00
dTimStart: 2008-04-28T16:00:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed riser and set down 22MT. Launched hot stab in moon pool and locked the TBC. Took over pull of 15 MT. Slacked off to 10 MT over pull.

dTimEnd: 2008-04-28T21:00:00+02:00
dTimStart: 2008-04-28T17:15:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed centralizer and Boat collision stool.

dTimEnd: 2008-04-29T00:00:00+02:00
dTimStart: 2008-04-28T21:00:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: