Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2016-10-09T00:00:00+02:00 to 2016-10-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-10T00:00:00+02:00
dTimDiaHoleStart: 2016-10-01T15:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: -999.99
mdCsgLast: 3508
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2755
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 9
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - L/O over-torqued 5 1/2" DP
- N/D BOP
tightWell: 0
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: L/O 13 joints 5 1/2" over-torqued DP
dTimEnd: 2016-10-09T01:15:00+02:00
dTimStart: 2016-10-09T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O 4 joints over-torqued 5 1/2" HWDP. Used manual tongs to break one of the connections.
dTimEnd: 2016-10-09T03:00:00+02:00
dTimStart: 2016-10-09T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor.
Changed handling equipment for pulling diverter.
dTimEnd: 2016-10-09T03:15:00+02:00
dTimStart: 2016-10-09T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for N/D BOP
dTimEnd: 2016-10-09T03:30:00+02:00
dTimStart: 2016-10-09T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: N/D diverter and pulled slickjoint.
dTimEnd: 2016-10-09T04:15:00+02:00
dTimStart: 2016-10-09T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Load shifted weight from tension system to BOP carrier.
dTimEnd: 2016-10-09T04:45:00+02:00
dTimStart: 2016-10-09T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Disconnected BOP tension system.
Meanwhile: Disconnected BOP NT2 connector
dTimEnd: 2016-10-09T05:30:00+02:00
dTimStart: 2016-10-09T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Skidded BOP over to test stump
dTimEnd: 2016-10-09T05:45:00+02:00
dTimStart: 2016-10-09T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed scaffolding around HP-riser.
Meanwhile: Performed TBT for pulling HP-riser
dTimEnd: 2016-10-09T06:15:00+02:00
dTimStart: 2016-10-09T05:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled HP-riser to drill floor.
Installed master bushing.
dTimEnd: 2016-10-09T07:00:00+02:00
dTimStart: 2016-10-09T06:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for L/O HP-riser to HTS and installing hatches in moonpool
dTimEnd: 2016-10-09T07:15:00+02:00
dTimStart: 2016-10-09T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O HP-riser to HTS
dTimEnd: 2016-10-09T07:30:00+02:00
dTimStart: 2016-10-09T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed hatches in moonpool.
Meanwhile: Cleaned and preserved slickjoint

******** END OF REPORT - CONTINUED REPORTING ON F-99 *********
dTimEnd: 2016-10-09T09:00:00+02:00
dTimStart: 2016-10-09T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: