Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-06-22T00:00:00+02:00 to 2016-06-23T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: 1
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-06-23T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Continue pulling 7" tubing
- Install 9 5/8" EZSV and cut 9 5/8" casing

hpht: 0
md: -999.99
mdCsgLast: 4087.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 8
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - RIH with 7" spear and retrieved TH
- Equalized pressure under ME plug
- Performed extended flow check
- POOH with 7" tubing. L/D joint w/ME plug and DHSV
tightWell: 0
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued rigging up handling equipment for pulling tubing
dTimEnd: 2016-06-22T01:00:00+02:00
dTimStart: 2016-06-22T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for pulling tubing
dTimEnd: 2016-06-22T01:30:00+02:00
dTimStart: 2016-06-22T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U tubing hanger retrieval tool
dTimEnd: 2016-06-22T01:45:00+02:00
dTimStart: 2016-06-22T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with TH retrieval tool to 20m to build landing string
dTimEnd: 2016-06-22T02:15:00+02:00
dTimStart: 2016-06-22T01:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled out and installed control lines to TH retrieval tool
dTimEnd: 2016-06-22T02:30:00+02:00
dTimStart: 2016-06-22T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with TH retrieval tool and landed out in TH at 21.1m. Locked in and confirmed 5 ton overpull
dTimEnd: 2016-06-22T02:45:00+02:00
dTimStart: 2016-06-22T02:30:00+02:00
md: 21.1
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attempted to engage threads on TH retrieval tool to communication collar. Re-attempted several times.
dTimEnd: 2016-06-22T04:30:00+02:00
dTimStart: 2016-06-22T02:45:00+02:00
md: 21.1
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Evaluated situation.
dTimEnd: 2016-06-22T05:30:00+02:00
dTimStart: 2016-06-22T04:30:00+02:00
md: 21.1
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Attempted to pull tubing. Pulled with 90 ton OP, TH retrieval tool pulled free from TH.
POOH with TH retrieval tool.
dTimEnd: 2016-06-22T06:30:00+02:00
dTimStart: 2016-06-22T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: L/D down tubing hanger and running tool. Inspected same, no damages.
dTimEnd: 2016-06-22T07:00:00+02:00
dTimStart: 2016-06-22T06:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed TBT to move casing tong to set back area
dTimEnd: 2016-06-22T07:15:00+02:00
dTimStart: 2016-06-22T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Moved casing tong from well center to set back area.
Changed elevator inserts from 7" to 5 1/2"
Meanwhile: Installed rotator. Cleaned and cleared drill floor.
dTimEnd: 2016-06-22T08:45:00+02:00
dTimStart: 2016-06-22T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Prepared to P/U spear BHA. Waited on deck crew to handle helicopter prior to pick up spear.
L/O 2 ea 5 1/2" DP singles on cantilever and measured same.
dTimEnd: 2016-06-22T09:30:00+02:00
dTimStart: 2016-06-22T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: P/U and M/U spear BHA. RIH from surface to 14m.
P/U 2 ea 5 1/2" DP singles from cantilever. M/U double in foxhole.
M/U double to spear BHA.
dTimEnd: 2016-06-22T11:00:00+02:00
dTimStart: 2016-06-22T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: RIH with spear assy. Took up/down weight 69/66 ton. Made several attempts to pass TH at 20,7m.
Rotated string w/ 5rpm/3kNm. Spear assy passed through restriction.
Continued RIH to 26m. Engaged spear and P/U to 10t overpull. P/U 1,7m, 92 ton overpull (entire tubing weight).
dTimEnd: 2016-06-22T12:15:00+02:00
dTimStart: 2016-06-22T11:00:00+02:00
md: 2400
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Indication of small pressure increase on A-annulus.
Performed extended flow check on trip tank, static.
dTimEnd: 2016-06-22T13:15:00+02:00
dTimStart: 2016-06-22T12:15:00+02:00
md: 2398
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with TH and set slips
dTimEnd: 2016-06-22T13:45:00+02:00
dTimStart: 2016-06-22T13:15:00+02:00
md: 2380
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: B/O double from TDS and released spear.
dTimEnd: 2016-06-22T14:15:00+02:00
dTimStart: 2016-06-22T13:45:00+02:00
md: 2380
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: R/U casing tong
dTimEnd: 2016-06-22T15:00:00+02:00
dTimStart: 2016-06-22T14:15:00+02:00
md: 2380
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: B/O and L/D 7" TH.
R/B spear assy in set-back.
dTimEnd: 2016-06-22T15:45:00+02:00
dTimStart: 2016-06-22T15:00:00+02:00
md: 2380
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Dropped 2" ball and M/U 7" pump-in sub. Installed cement hose.
Applied 20 bar from cement unit and verified line-up.
Pressured up string and opened ME plug at 47 bar.
R/D pump-in sub and cement hose.
dTimEnd: 2016-06-22T17:15:00+02:00
dTimStart: 2016-06-22T15:45:00+02:00
md: 2380
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Tested compact spider.
dTimEnd: 2016-06-22T17:30:00+02:00
dTimStart: 2016-06-22T17:15:00+02:00
md: 2380
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH from 2380m to 2367m. Removed master bushings and installed weatherford spider slips and centralizers.
dTimEnd: 2016-06-22T18:15:00+02:00
dTimStart: 2016-06-22T17:30:00+02:00
md: 2367
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attempted to break connection.
Chenged master dies on casing tong.
dTimEnd: 2016-06-22T19:00:00+02:00
dTimStart: 2016-06-22T18:15:00+02:00
md: 2367
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed TBT prior to pull tubing. Checked all lifting equipment.
dTimEnd: 2016-06-22T19:30:00+02:00
dTimStart: 2016-06-22T19:00:00+02:00
md: 2367
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O 1 joint and 1 pup. Attached control line to spooling unit.
dTimEnd: 2016-06-22T20:00:00+02:00
dTimStart: 2016-06-22T19:30:00+02:00
md: 2361
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with 5 std 7" tubing from 2367 mMD to 2187 mMD, R/B stands.
Performed LRA measurements every 3 std.
dTimEnd: 2016-06-22T21:45:00+02:00
dTimStart: 2016-06-22T20:00:00+02:00
md: 2183
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH and L/O 2 singles and joint with ME plug.
dTimEnd: 2016-06-22T22:00:00+02:00
dTimStart: 2016-06-22T21:45:00+02:00
md: 2147
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with 6 std 7" tubing from 2152 mMD to 1939 mMD, R/B stands.
Performed LRA measurements every 3 std.
dTimEnd: 2016-06-22T23:45:00+02:00
dTimStart: 2016-06-22T22:00:00+02:00
md: 1930
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH and L/O 2 joints prior to L/D DHSV assy.
dTimEnd: 2016-06-23T00:00:00+02:00
dTimStart: 2016-06-22T23:45:00+02:00
md: 1906
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: