Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-07-22T00:00:00+02:00 to 2008-07-23T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-07-23T00:00:00+02:00
dTimDiaHoleStart: 2008-07-15T18:30:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH on 5½" HWDP landing string, PU cmt head, land out 9 5/8" x 10 3/4" casing. Circulate, pump & displace cement, pressure test on plug bump. Set seal assy & pressure test, POOH L/D RT.
hpht: 0
md: 2927
mdCsgLast: 1404.7
mdDiaHoleStart: 1418
mdPlanned: -999.99
mdStrengthForm: 1415
presTestType: formation integrity test
reportNo: 23
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RIH with 9 5/8" x 10 3/4" casing to 2778m . Change to 5 1/2" handling. MU hanger joint. R/D casing handling equipment. RIH with 10 3/4" x 9 5/8" csg on 5 1/2" HWDP landing string from 2785m to 2861 m MD.
tightWell: 0
tvd: 2614
tvdCsgLast: 1340.3
tvdStrengthForm: 1346
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-07-22T22:00:00+02:00
density: 1.42
locationSample: Active pit
md: 2927
mudClass: oil based
presBopRating: 345
pv: 26
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 11
dTim: 2008-07-22T12:00:00+02:00
density: 1.42
locationSample: Active pit
md: 2927
mudClass: oil based
presBopRating: 345
pv: 25
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 12.5
Pore pressure:
dTim: 2008-07-23T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1415
readingKind: estimated
Survey stations:
Activities:
comments: Function tested casing elevator.

dTimEnd: 2008-07-22T00:15:00+02:00
dTimStart: 2008-07-22T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged up casing tong. Retrieved master bushing and installed automatic casing slips. 

dTimEnd: 2008-07-22T03:00:00+02:00
dTimStart: 2008-07-22T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to RIH with 9 5/8" casing and change out dies in FWD PRS.

dTimEnd: 2008-07-22T03:15:00+02:00
dTimStart: 2008-07-22T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed dies in FWD PRS.

dTimEnd: 2008-07-22T04:15:00+02:00
dTimStart: 2008-07-22T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up the shoe and checked the integrity. Picked up Intermediate jnt., Float jnt. and Baker locked the Shoe track.  

dTimEnd: 2008-07-22T06:00:00+02:00
dTimStart: 2008-07-22T04:15:00+02:00
md: 38
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" casing from 38m to 1010m. Filled every stand with FAC tool. Broke circulation 550 lpm 23 bars.

dTimEnd: 2008-07-22T12:15:00+02:00
dTimStart: 2008-07-22T06:00:00+02:00
md: 1010
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH with 9 5/8" casing from 1010m to shoe at 1397m. Filled every stand with FAC tool. Broke circulation 550 lpm 25 bars.

dTimEnd: 2008-07-22T14:15:00+02:00
dTimStart: 2008-07-22T12:15:00+02:00
md: 1397
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH with 9 5/8" casing from 1397m to 1994m. Filled every stand with FAC tool.  Broke circulation 550 lpm 27 bars.

dTimEnd: 2008-07-22T17:00:00+02:00
dTimStart: 2008-07-22T14:15:00+02:00
md: 1994
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH with 9 5/8" casing from 1994m to 2305m. Filled every stand with FAC tool. Took weight. 

dTimEnd: 2008-07-22T18:30:00+02:00
dTimStart: 2008-07-22T17:00:00+02:00
md: 2305
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Worked string up/down free.

dTimEnd: 2008-07-22T18:45:00+02:00
dTimStart: 2008-07-22T18:30:00+02:00
md: 2305
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk and changed out inserts of Odfjel elevator from 9 5/8" to 10 3/4".

dTimEnd: 2008-07-22T20:30:00+02:00
dTimStart: 2008-07-22T18:45:00+02:00
md: 2305
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up and made up X-O 9 5/8" x 10 3/4".

dTimEnd: 2008-07-22T20:45:00+02:00
dTimStart: 2008-07-22T20:30:00+02:00
md: 2305
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk and changed out inserts in of FMS slip and in the casing tong from 9 5/8" to 10 3/4".

dTimEnd: 2008-07-22T21:45:00+02:00
dTimStart: 2008-07-22T20:45:00+02:00
md: 2305
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH with 10 3/4" casing from 2323m to 2608m. Filled every stand with FAC tool.

dTimEnd: 2008-07-23T00:00:00+02:00
dTimStart: 2008-07-22T21:45:00+02:00
md: 2608
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: