Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2016-07-22T00:00:00+02:00 to 2016-07-23T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-23T00:00:00+02:00
dTimDiaHoleStart: 2016-07-08T11:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - RIH with milling BHA and polish casing hanger area
- RIH with new 13 3/8" EZSV and set same at 810 mMD
- Pressure test EZSV
- Punch 13 3/8" casing below CH 
- Place OH to surface cement plug
hpht: 0
md: -999.99
mdCsgLast: 1368.4
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2894
presTestType: formation integrity test
reportNo: 15
ropCurrent: -999.99
sum24Hr: - RIH and set 13 3/8" EZSV at 827 mMD
- Attempted to pressure test EZSV plug
- Repaired PRS
- RIH with cutter BHA and cut 13 3/8" casing at 820 mMD.
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Performed TBT prior to POOH
dTimEnd: 2016-07-22T00:15:00+02:00
dTimStart: 2016-07-22T00:00:00+02:00
md: 841
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH w/ cutter  BHA on 5 1/2"  DP from 841 m to 40 m. Pulled wet. Avg. tripping speed 400 m/hr.
dTimEnd: 2016-07-22T02:15:00+02:00
dTimStart: 2016-07-22T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min prior to pulling BHA through BOP.
Meanwhile: Removed PS-21 slips and installed master bushing
dTimEnd: 2016-07-22T02:30:00+02:00
dTimStart: 2016-07-22T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH to surface
dTimEnd: 2016-07-22T02:45:00+02:00
dTimStart: 2016-07-22T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: L/D cutter BHA
dTimEnd: 2016-07-22T03:00:00+02:00
dTimStart: 2016-07-22T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: P/U and M/U the 13 3/8" EZSV plug BHA
dTimEnd: 2016-07-22T03:30:00+02:00
dTimStart: 2016-07-22T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: RIH w/ 13 3/8" EZSV on 5 1/2" DP from surface to 820 m . Avg. tripping speed 370 m/hr.
dTimEnd: 2016-07-22T05:30:00+02:00
dTimStart: 2016-07-22T03:30:00+02:00
md: 820
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U TDS and filled pipe
dTimEnd: 2016-07-22T05:45:00+02:00
dTimStart: 2016-07-22T05:30:00+02:00
md: 820
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Established circulation and washed the setting area from 830 mMD to 825 mMD. Measured 5ppm H2S in gas trap.
Installed the 13 3/8" EZSV plug at 827 m.
dTimEnd: 2016-07-22T06:30:00+02:00
dTimStart: 2016-07-22T05:45:00+02:00
md: 830
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Disconnected TDS and dropped 3 1/5" drift with tail
dTimEnd: 2016-07-22T06:45:00+02:00
dTimStart: 2016-07-22T06:30:00+02:00
md: 807
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ EZSV RT on 5 1/2"  DP from 807 m to 42 m. Avg. tripping speed 1000 m/hr.
dTimEnd: 2016-07-22T07:30:00+02:00
dTimStart: 2016-07-22T06:45:00+02:00
md: 42
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Retrieved drift.
Removed PS-21 slips and installed master bushing.
dTimEnd: 2016-07-22T07:45:00+02:00
dTimStart: 2016-07-22T07:30:00+02:00
md: 42
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/D the 13 3/8" EZSV plug RT.
dTimEnd: 2016-07-22T08:15:00+02:00
dTimStart: 2016-07-22T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Performed TBT for pressure testing EZSV plug.
dTimEnd: 2016-07-22T08:30:00+02:00
dTimStart: 2016-07-22T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attempted to pressure test 13 3/8" EZSV plug to 40bar/10min.
Volume pumped higher than estimated. Estmiated volume to pressure up from 10 to 40 bar ~100 ltr.
Investigated for surface leakage, no findings.
dTimEnd: 2016-07-22T10:30:00+02:00
dTimStart: 2016-07-22T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Performed TBT prior to RIH and pressure test EZSV plug from below.
dTimEnd: 2016-07-22T10:45:00+02:00
dTimStart: 2016-07-22T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U 13 3/8" EZSV RT to 5 1/2" HWDP
Removed masterbushing and installed PS-21 slips.
dTimEnd: 2016-07-22T11:15:00+02:00
dTimStart: 2016-07-22T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: RIH from surface to 78 mMD on 5 1/2" HWDP.
Re-arranged pipe in derrick to reach last HWDP.
dTimEnd: 2016-07-22T12:00:00+02:00
dTimStart: 2016-07-22T11:15:00+02:00
md: 78
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: RIH w/ EZSV RT on 5 1/2"  DP from 78 m to 827 m. Avg tripping speed 600m/hr.
dTimEnd: 2016-07-22T13:15:00+02:00
dTimStart: 2016-07-22T12:00:00+02:00
md: 827
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Stung into the EZSV plug, set down 10 ton.
Performed TBT for pressure testing 13 3/8" EZSV from below.
dTimEnd: 2016-07-22T13:45:00+02:00
dTimStart: 2016-07-22T13:15:00+02:00
md: 827
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Closed annular and pressure tested EZSV plug from below to 14 bar. Volume pumped 1100 ltr, bled back 900 ltr.
Observed pressure increaseing on choke gauge.
Opened annular and released RT.
dTimEnd: 2016-07-22T14:30:00+02:00
dTimStart: 2016-07-22T13:45:00+02:00
md: 827
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: POOH w/ EZSV RT on 5 1/2"  DP from 827 m to 681 m.
VFD fault on FWD PRS.
dTimEnd: 2016-07-22T14:45:00+02:00
dTimStart: 2016-07-22T14:30:00+02:00
md: 681
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Troubleshoot and started repairing FWD PRS.
dTimEnd: 2016-07-22T19:00:00+02:00
dTimStart: 2016-07-22T14:45:00+02:00
md: 681
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Continued troubleshooting and repairing FWD PRS
dTimEnd: 2016-07-22T21:00:00+02:00
dTimStart: 2016-07-22T19:00:00+02:00
md: 681
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Continued POOH w/ EZSv RT on 5 1/2"  DP from 681 m to 116 m . Avg. tripping speed 750 m/hr.
dTimEnd: 2016-07-22T21:45:00+02:00
dTimStart: 2016-07-22T21:00:00+02:00
md: 116
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Flowchecked well, static.
Meanwhile: Removed PS-21 slips and installed masterbushing.
dTimEnd: 2016-07-22T22:00:00+02:00
dTimStart: 2016-07-22T21:45:00+02:00
md: 116
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: POOH with EZSV RT on 5 1/2" HWDP from 116 mMD to surface.
dTimEnd: 2016-07-22T22:15:00+02:00
dTimStart: 2016-07-22T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: M/U lift sub and pulled EZSV RT to surface. B/O and L/D XO for next run. L/D RT
dTimEnd: 2016-07-22T22:45:00+02:00
dTimStart: 2016-07-22T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for M/U new cutter BHA
dTimEnd: 2016-07-22T23:00:00+02:00
dTimStart: 2016-07-22T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: P/U old cutter assy, B/O and L/D float sub. L/D cutter assy.
P/U new cutter assy and M/U to string magnet and XO. M/U float sub and XO.
dTimEnd: 2016-07-23T00:00:00+02:00
dTimStart: 2016-07-22T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
Lithology and shows: