Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2007-07-02T00:00:00+02:00 to 2007-07-03T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
daysBehind: 3.8
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-07-03T00:00:00+02:00
dTimDiaHoleStart: 2007-06-17T16:15:00+02:00
diaHole: 8.5
diaPilot: 8.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue POOH with LPDR. MU 3 1/2" cement stinger and RIH to TD. Displace well to SW and flow check for 30 min to confirm shallow gas class 0. Cement and plug back 8 1/2" pilot hole in 4 stages.
hpht: 0
md: 1353
mdCsgLast: 251
mdDiaHoleStart: 258
mdPlanned: -999.99
mdStrengthForm: 251
presTestType: formation integrity test
reportNo: 20
ropCurrent: -999.99
strengthForm: 1.2
sum24Hr: WOW to disconnect and POOH with LPDR. Meanwhile LO 6 3/4" DC. Disconnected LPDR and POOH with same. LO in singles.
tightWell: 0
tvd: 1353
tvdCsgLast: 251
tvdStrengthForm: 251
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-07-02T22:00:00+02:00
density: 1.05
locationSample: Reserve pit
md: 1353
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 145
yp: -999.99
Pore pressure:
dTim: 2007-07-03T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1353
readingKind: estimated
Survey stations:
Activities:
comments: WOW to disconnect and POOH with LPDR. Meanwhile prepared equipment for LO 6 3/4" DC. LD 1 std 6 3/4" DC in singles.
dTimEnd: 2007-07-02T06:00:00+02:00
dTimStart: 2007-07-02T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW to disconnect and POOH with LPDR. Meanwhile LO 6 3/4" DC.
dTimEnd: 2007-07-02T10:30:00+02:00
dTimStart: 2007-07-02T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Re-installed riser trolly and cradle onto HTS. RD remainder of tensioner system prior to pulling LPDR. Held pre-job meeting prior to pulling LPDR.
dTimEnd: 2007-07-02T12:00:00+02:00
dTimStart: 2007-07-02T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Used rig tongs and turned LPDR 1/2 turn to the right to release RL-4 connection, release torque 50 kNm. Observed disconnect with ROV. PU clear of conductor and lifted LPDR up to rig floor slowly until first flange was above spider dogs. String WT 45 MT. Engaged spider dogs and inserted stop bolts. Landed LPDR.
dTimEnd: 2007-07-02T14:00:00+02:00
dTimStart: 2007-07-02T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: BO and LD 3 LPDR joints in singles (tension joint, upper pup joint and splash zone joint),  using 5 1/2" elevator attached to handling flange B.
dTimEnd: 2007-07-03T00:00:00+02:00
dTimStart: 2007-07-02T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
Lithology and shows: