Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-17T00:00:00+01:00 to 2008-01-18T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-18T00:00:00+01:00
dTimDiaHoleStart: 2008-01-16T05:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Test B-annulus to 220 bar. Establish further plans. Run perforation guns to 3303 m MD. Correlate guns with PBR no-go. Set MAXR gun hanger. POOH with gun hanger setting tool. 
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 115
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Ran 4 1/2" perforation guns from 252 to 862 m MD. Discussed plan of action with town. POOH 4 1/2" perforation guns from 862 m to surface. Flushed and tested lines for pressure testing 10 3/4" x 14" barrier envelope.
tightWell: 0
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-17T00:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-18T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Ran in hole with 4 1/2" Orient exact weights/spacers/perforation guns from 38 m MD to 195 m MD.
dTimEnd: 2008-01-17T02:30:00+01:00
dTimStart: 2008-01-17T00:00:00+01:00
md: 195
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Removed PS-21 slips from rotary and inserted masterbushing and bowl. Removed and set back Odfjell casing tong. Took up weight 78 MT.
dTimEnd: 2008-01-17T03:00:00+01:00
dTimStart: 2008-01-17T02:30:00+01:00
md: 195
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Picked up and made up E-fire firing head. Made up firing head to swivel on top of gun section. Hung off in 3 1/2" collar slips and secured with dog collar.
dTimEnd: 2008-01-17T04:00:00+01:00
dTimStart: 2008-01-17T03:00:00+01:00
md: 200
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Picked up and made up Pro-fire firing head. Made up firing head. Hung off in 3 1/2" collar slips and secured with dog collar.
dTimEnd: 2008-01-17T04:45:00+01:00
dTimStart: 2008-01-17T04:00:00+01:00
md: 206
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Lifted in MAXR assembly complete with setting tool. Made up 3 1/2" pup joint and X-over to assembly while laying on HTS. Picked up assembly and made up to Pro fire firing head. Checked adjustment of MAXR setting sleeve, removed transport studs and fitted shear pins. Hung off in 3 1/2" DP slips.
dTimEnd: 2008-01-17T05:30:00+01:00
dTimStart: 2008-01-17T04:45:00+01:00
md: 217.5
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with 4 1/2" Orient exact perforation gun assy on 3 1/2" DP from 217 m to 252 m MD according to tally.
dTimEnd: 2008-01-17T06:00:00+01:00
dTimStart: 2008-01-17T05:30:00+01:00
md: 252
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with 4 1/2" Orient exact perforation gun assy on 3 1/2" DP from 252 m to 294 m MD according to tally. MU PBR no-go locator sub.
dTimEnd: 2008-01-17T07:15:00+01:00
dTimStart: 2008-01-17T06:00:00+01:00
md: 294
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Held tool box meeting and changed to 5" handling equipment.
dTimEnd: 2008-01-17T08:15:00+01:00
dTimStart: 2008-01-17T07:15:00+01:00
md: 294
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with 4 1/2" Orient exact perforation gun assy on 5" DP from 294 m to 862 m MD according to tally.
dTimEnd: 2008-01-17T10:15:00+01:00
dTimStart: 2008-01-17T08:15:00+01:00
md: 862
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Stopped RIH. Discussed testing requirements and further plans for F-12 with town.
dTimEnd: 2008-01-17T13:30:00+01:00
dTimStart: 2008-01-17T10:15:00+01:00
md: 862
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: POOH with 4 1/2" Orient exact perforation gun assy on 5" DP from 862 m to 300 m MD according to tally. 

dTimEnd: 2008-01-17T14:45:00+01:00
dTimStart: 2008-01-17T13:30:00+01:00
md: 300
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: Held tool box meeting and changed to 3 1/2" handling equipment.
dTimEnd: 2008-01-17T16:15:00+01:00
dTimStart: 2008-01-17T14:45:00+01:00
md: 300
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: POOH with 4 1/2" Orient exact perforation gun assy on 3 1/2" DP from 300 m to 217 m MD according to tally.
dTimEnd: 2008-01-17T17:30:00+01:00
dTimStart: 2008-01-17T16:15:00+01:00
md: 217
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: Held tool box talk prior to handling guns on rig floor. POOH with 4 1/2" Orient exact perforation gun assy from 217 m to OOH.
dTimEnd: 2008-01-17T22:15:00+01:00
dTimStart: 2008-01-17T17:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: Flushed lines and pressure tested from pump room to lower kill on BOP 35/240 bar for 5 min.
dTimEnd: 2008-01-18T00:00:00+01:00
dTimStart: 2008-01-17T22:15:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
Lithology and shows: