Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-07-23T00:00:00+02:00 to 2013-07-24T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-24T00:00:00+02:00
dTimDiaHoleStart: 2013-07-22T14:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 57
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Performed final pressure testing on F-11B tree and handed well over to production.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued offline pressure test operations on F-11 Xmas tree for handover to production department.

- Inflow tested HMV for 10 min, good test.
- Inflow tested MMV for 10 min, good test.
- Installed 2" weco blind cap on KWV.
- Pressured tested Xmas tree KWV cap and KWV to 35/200 bar for 5/10 min, good test.

Well F-11B handed over to production 23.07.2013 at 20:00 hrs.
dTimEnd: 2013-07-23T20:00:00+02:00
dTimStart: 2013-07-23T17:00:00+02:00
md: 4768.7
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: