Daily Drilling Report
Well: NO 15/9-F-1
Report period: 2013-07-29T00:00:00+02:00 to 2013-07-30T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-28T00:00:00+01:00
dateDrillComplete: 2013-08-20
daysBehind: 2.9
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-30T00:00:00+02:00
dTimDiaHoleStart: 2013-07-23T02:30:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run and land 20" casing.
Circulate 2 x bottoms up prior to cementing.
Cement 20" casing.
Rig up to run high pressure drilling riser.
hpht: 0
md: 1355
mdCsgLast: 220.9
mdDiaHoleStart: 226
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 13
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Waited on weather.
Ran 20" casing to 515m MD.
tightWell: 0
tvd: 1343
tvdCsgLast: 220.9
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather. Cranes down due to wind speed above 40 knots.
dTimEnd: 2013-07-29T01:15:00+02:00
dTimStart: 2013-07-29T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Picked up shoe joint from deck and set it in slips. Installed dog collar and verified float by hosing water through it.
dTimEnd: 2013-07-29T02:00:00+02:00
dTimStart: 2013-07-29T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Troubleshoot elevator, not able to function open position. Laid out 20" shoe joint and weatherford elevator. Rigged up BX3 elevators and rotator.
dTimEnd: 2013-07-29T11:30:00+02:00
dTimStart: 2013-07-29T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Performed prejob meeting prior to running 20" casing.
dTimEnd: 2013-07-29T11:45:00+02:00
dTimStart: 2013-07-29T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up and backup shoe joint and landing joint from deck and made up with tread lock. Verified floats by hosing water through it.
dTimEnd: 2013-07-29T12:00:00+02:00
dTimStart: 2013-07-29T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran in hole with 20" casing from 25m MD to 138m MD.
dTimEnd: 2013-07-29T16:15:00+02:00
dTimStart: 2013-07-29T12:00:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Attempted to stab 20" casing into 30" conductor - no go. Rigged up chain hoists and guided 20" casing into 30" conductor.
dTimEnd: 2013-07-29T17:00:00+02:00
dTimStart: 2013-07-29T16:15:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed DROPS check of top drive.
dTimEnd: 2013-07-29T17:45:00+02:00
dTimStart: 2013-07-29T17:00:00+02:00
md: 176
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 20" casing from 176m MD to 515 m.

Average running speed: 4.5 joints / hr.

Observed 20MT weight at 504-510m MD
dTimEnd: 2013-07-30T00:00:00+02:00
dTimStart: 2013-07-29T17:45:00+02:00
md: 515
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: