Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2007-06-13T00:00:00+02:00 to 2007-06-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-06-14T00:00:00+02:00
dTimDiaHoleStart: 2007-06-13T20:00:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue RIH with 36" hole opener BHA. Stab in to template and drill 36" hole section.
hpht: 0
md: 0
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 1
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Skidded rig to F-12. Made up 36" hole opener BHA and RIH with same to 85 m MD.
tightWell: 0
tvd: 0
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Installed hatches in wellhead module. Removed scaffolding in moonppol. Removed cantilever walkway. Removed conflicting scaffolding. Relocated goods/carriers on maindeck to give way for cantilever and gangway when skidded to F-12.
dTimEnd: 2007-06-13T23:00:00+02:00
dTimStart: 2007-06-13T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to skidding rig.
dTimEnd: 2007-06-13T23:15:00+02:00
dTimStart: 2007-06-13T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded rig from F-4 to F-12.
dTimEnd: 2007-06-14T00:00:00+02:00
dTimStart: 2007-06-13T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
Lithology and shows: