Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2016-07-13T00:00:00+02:00 to 2016-07-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-14T00:00:00+02:00
dTimDiaHoleStart: 2016-07-08T11:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Pull and L/D 500m of 7in tbg
- RIH w/ rest of the 7in tbg on drill pipe 
- Place balanced cement plug
- Pull rest of the 7in tbg
hpht: 0
md: -999.99
mdCsgLast: 4683.6
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3172
presTestType: formation integrity test
reportNo: 6
ropCurrent: -999.99
sum24Hr: - N/U diverter
- Pull BPV
- Instal THRT
- Rig up WL, RIH and cut 7in tbg above production packer
- Release TH, POOH, L/D TH
tightWell: 0
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Installed diverter
dTimEnd: 2016-07-13T01:00:00+02:00
dTimStart: 2016-07-13T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U bolts on slick joint. Meanwhile installed master bushing, performed TBT for pressure testing of riser connections
dTimEnd: 2016-07-13T02:00:00+02:00
dTimStart: 2016-07-13T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Filled riser and BOP w/ sea water
dTimEnd: 2016-07-13T02:30:00+02:00
dTimStart: 2016-07-13T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Tested riser connector to 20/310 bar for 5/10 min. Good test
dTimEnd: 2016-07-13T03:00:00+02:00
dTimStart: 2016-07-13T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to pull BPV
dTimEnd: 2016-07-13T03:15:00+02:00
dTimStart: 2016-07-13T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U BPV retrieving tool to stand of 3,5in DP
dTimEnd: 2016-07-13T03:30:00+02:00
dTimStart: 2016-07-13T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Pulled BPV dart to the rig floor
dTimEnd: 2016-07-13T04:00:00+02:00
dTimStart: 2016-07-13T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Pulled BPV to the rig floor. L/D BPV retrieving tool
dTimEnd: 2016-07-13T04:45:00+02:00
dTimStart: 2016-07-13T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to instal THRT
dTimEnd: 2016-07-13T05:00:00+02:00
dTimStart: 2016-07-13T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rigged up 7in tbg handling equipment
dTimEnd: 2016-07-13T06:00:00+02:00
dTimStart: 2016-07-13T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U top 7in tbg joint and M/U to Weco 1502 swedge. L/D same
dTimEnd: 2016-07-13T07:00:00+02:00
dTimStart: 2016-07-13T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to P/U and RIH THRT
dTimEnd: 2016-07-13T07:15:00+02:00
dTimStart: 2016-07-13T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U tubing hanger running tool, joint #2 and joint #3. Connected control lines
dTimEnd: 2016-07-13T08:15:00+02:00
dTimStart: 2016-07-13T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Engaged THRT and took 2.5ton overpull test. Ok
dTimEnd: 2016-07-13T09:15:00+02:00
dTimStart: 2016-07-13T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U cement line to swedge and tested same to 100bar. Ok
dTimEnd: 2016-07-13T09:30:00+02:00
dTimStart: 2016-07-13T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pressured up control line to DHSV to 520bar. Pressured up above DHSV to 100bar w/ cement unit. DHSV did not open. Bled off pressure above DHSV. Closed LTV and retested line from cement unit to 250bar. Ok. Pressured up above DHSV to 120bar, DHSV opened. Bled off pressure from the well. Rigged down cement hose and LTV
dTimEnd: 2016-07-13T10:30:00+02:00
dTimStart: 2016-07-13T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to R/U WL
dTimEnd: 2016-07-13T10:45:00+02:00
dTimStart: 2016-07-13T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U wireline equipment
dTimEnd: 2016-07-13T11:45:00+02:00
dTimStart: 2016-07-13T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ run #6, 5,375" OD cutter from 0 m to 1500 m. Average running speed 25 m/min
dTimEnd: 2016-07-13T12:45:00+02:00
dTimStart: 2016-07-13T11:45:00+02:00
md: 1500
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ run #6, 5,375" OD cutter from 1500 m to 2500 m. Average running speed 33 m/min
dTimEnd: 2016-07-13T13:15:00+02:00
dTimStart: 2016-07-13T12:45:00+02:00
md: 2500
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ run #6, 5,375" OD cutter from 2500 m to 3086 m. Average running speed 13 m/min
dTimEnd: 2016-07-13T14:00:00+02:00
dTimStart: 2016-07-13T13:15:00+02:00
md: 3086
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Logged from 3086m to 2923m. RIH back to 3086m. Attempted to pass 3086m, no-go
dTimEnd: 2016-07-13T15:00:00+02:00
dTimStart: 2016-07-13T14:00:00+02:00
md: 3086
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Evaluated situation. Discussed situation w/ onshore organisation
dTimEnd: 2016-07-13T15:15:00+02:00
dTimStart: 2016-07-13T15:00:00+02:00
md: 3086
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Positioned cutter at 3075 m . Performed cut. Observed 200l backflow at rotary
dTimEnd: 2016-07-13T15:30:00+02:00
dTimStart: 2016-07-13T15:15:00+02:00
md: 3075
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH from 3075 m to 0 m . Average pulling speed 34 m/min
dTimEnd: 2016-07-13T17:00:00+02:00
dTimStart: 2016-07-13T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D wireline equipment
dTimEnd: 2016-07-13T17:30:00+02:00
dTimStart: 2016-07-13T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U swedge, connected hose and LTV. Confirmed line up
dTimEnd: 2016-07-13T18:00:00+02:00
dTimStart: 2016-07-13T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Staged up to 1300l and circulated 75m3 of sea water. Took returns from A-annulus through AKV and MGS to the dedicated slop pit. Max gas in returns 3%
dTimEnd: 2016-07-13T20:00:00+02:00
dTimStart: 2016-07-13T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to pull TH
dTimEnd: 2016-07-13T20:15:00+02:00
dTimStart: 2016-07-13T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D cementing hose and broke off swedge
dTimEnd: 2016-07-13T21:00:00+02:00
dTimStart: 2016-07-13T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Released TH w/ up weight 188t, no overpull. Bled off pressure in DHSV control line. Pulled and L/D landing string and THRT
dTimEnd: 2016-07-13T22:45:00+02:00
dTimStart: 2016-07-13T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Started to change handling equipment. Removed master bushing, installed spider, installed pwer rollers, installed reel for spooling control line
dTimEnd: 2016-07-14T00:00:00+02:00
dTimStart: 2016-07-13T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: