Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2015-02-02T00:00:00+01:00 to 2015-02-03T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
daysBehind: 3.7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-02-03T00:00:00+01:00
dTimDiaHoleStart: 2015-02-02T18:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Land and test TH. Nipple down diverter and surface riser. Install surface equipment and handover well to production. 
hpht: 0
md: 1206
mdCsgLast: 1201
mdDiaHoleStart: 1206
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 8
ropCurrent: -999.99
strengthForm: 0
sum24Hr: RIH with ESP assemblies and cable on 7 5/8" tubing. P/U tubing hanger, M/U and oriented same.
tightWell: 0
tvdCsgLast: 1012
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Connected pothead to ESP motor
dTimEnd: 2015-02-02T02:00:00+01:00
dTimStart: 2015-02-02T00:00:00+01:00
md: 10
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Serviced seal on protector and filled with oil.
dTimEnd: 2015-02-02T03:15:00+01:00
dTimStart: 2015-02-02T02:00:00+01:00
md: 14
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Installed protectolizer clamps and terminated hydraulic lines. Secured string with manual slips.
dTimEnd: 2015-02-02T04:15:00+01:00
dTimStart: 2015-02-02T03:15:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT for running 7 5/8" tubing with cable.
dTimEnd: 2015-02-02T04:30:00+01:00
dTimStart: 2015-02-02T04:15:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U first 7 5/8" tubing joint from HTS. Attempted to M/U same to ESP assy. Not able to get good connection. Trouble to B/O connection. B/O and observed damaged threads. L/O tubing joint.
dTimEnd: 2015-02-02T05:15:00+01:00
dTimStart: 2015-02-02T04:30:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Evaluated situation.
dTimEnd: 2015-02-02T06:00:00+01:00
dTimStart: 2015-02-02T05:15:00+01:00
md: 21
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: B/O and L/D Bolt on Discharge assembly (ESP assy #5) due to damaged threads.
dTimEnd: 2015-02-02T07:00:00+01:00
dTimStart: 2015-02-02T06:00:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT with new crew.
dTimEnd: 2015-02-02T07:15:00+01:00
dTimStart: 2015-02-02T07:00:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U the Bolt on Discharge assembly (ESP assy #5) retrieved from F-9 A.
dTimEnd: 2015-02-02T08:15:00+01:00
dTimStart: 2015-02-02T07:15:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U first 7 5/8" tubing joint from HTS. M/U same to ESP assy. Pulled up and installed clamps.
dTimEnd: 2015-02-02T09:00:00+01:00
dTimStart: 2015-02-02T08:15:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT for pulling master bushings and install spider slips.
dTimEnd: 2015-02-02T09:15:00+01:00
dTimStart: 2015-02-02T09:00:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Troubleshot fault on PRS.
dTimEnd: 2015-02-02T09:45:00+01:00
dTimStart: 2015-02-02T09:15:00+01:00
md: 21
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Installed banana sheave onto hangoff wire.
dTimEnd: 2015-02-02T10:15:00+01:00
dTimStart: 2015-02-02T09:45:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Installed wire clamp. Pulled master bushings and installed spider slips on tugger.
dTimEnd: 2015-02-02T11:30:00+01:00
dTimStart: 2015-02-02T10:15:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with ESP assemblies on 7 5/8" tubing from 21 m to 348 m. M/U control line clamp on every connection.  Average 4,1 joints/hr. Schlumberger tested ESP and cable at 134 m, 212 m and 290 m.
dTimEnd: 2015-02-02T18:45:00+01:00
dTimStart: 2015-02-02T11:30:00+01:00
md: 350
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT with new crew. Changed inserts in BX-elevator to 5 1/2".
dTimEnd: 2015-02-02T19:00:00+01:00
dTimStart: 2015-02-02T18:45:00+01:00
md: 350
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Changed to larger sized Weatherford tong.
dTimEnd: 2015-02-02T21:15:00+01:00
dTimStart: 2015-02-02T19:00:00+01:00
md: 350
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U tubing hanger assembly from HTS. Tailed into well centre with crane assist. M/U tubing hanger to 7 5/8" tubing.
dTimEnd: 2015-02-02T21:45:00+01:00
dTimStart: 2015-02-02T21:15:00+01:00
md: 350
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with tubing hanger assembly. Check orientation of alignment key. Spaced out to break FAST connector with casing tong and set slips on tubing pup below FAST connector. Undid top flange on FAST swivel.
dTimEnd: 2015-02-02T22:30:00+01:00
dTimStart: 2015-02-02T21:45:00+01:00
md: 360
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: B/O FAST connector with casing tong. Made several attempts. Had to change jaws and adjust rollers in tong. Adjusted casing tong torque and B/O at 20000-25000 ft-lbs.
dTimEnd: 2015-02-02T23:30:00+01:00
dTimStart: 2015-02-02T22:30:00+01:00
md: 360
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Released and pulled up FAST sleeve. Oriented hanger according to Vetco instructions. Cleaned and doped threads.
dTimEnd: 2015-02-03T00:00:00+01:00
dTimStart: 2015-02-02T23:30:00+01:00
md: 360
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: