Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-04-08T00:00:00+02:00 to 2009-04-09T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-04-09T00:00:00+02:00
dTimDiaHoleStart: 2009-04-06T12:00:00+02:00
diaHole: 36
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: WOW to run 30" Conductor.
R/U C-plate. M/U cement stinger and CART.
RIH with 30" conductor.
Centralize and cement 30" conductor.
Wait on cement to set.
Release CART and POOH.
hpht: 0
md: 207
mdCsgLast: 201.7
mdDiaHoleStart: 146
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 3
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Waited on weather to run 30" conductor. Meanwhile pressure tested BOP. M/U cement stand. Repaired FWD PRS. Laid out tubular and drilll collars, MWD tool, 8 1/4" jar, NMDC's and 6 1/2" jar from set back.
tightWell: 0
tvd: 207
tvdCsgLast: 201.7
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2009-04-08T21:00:00+02:00
density: 1.05
locationSample: Reserve pit
md: 207
mudClass: water based
presBopRating: 690
pv: -999.99
type: Spud Mud
visFunnel: 105
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: M/U 30" Conductor housing joint. Ran carefully into splash zone with 30" Conductor. Waves and current was too high to continue operation and risk damaging adjacent production risers. Pulled up with 30" Conductor to above sea-level and double-secured same. Significant wave height 1,6 m. Max wave height 2,5 m.
dTimEnd: 2009-04-08T02:00:00+02:00
dTimStart: 2009-04-08T00:00:00+02:00
md: 45
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Waiting on weather to run 30" Conductor. Notified Maersk Production to bean up wells.
While waiting on weather cleared rig floor. Removed frame and cage from HTS. Picked up cement stand. Started to pressure test BOP.
dTimEnd: 2009-04-08T06:00:00+02:00
dTimStart: 2009-04-08T02:00:00+02:00
md: 45
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waiting on weather. Meanwhile pressure tested BOP to 1035 bar (15000 psi).
dTimEnd: 2009-04-08T07:00:00+02:00
dTimStart: 2009-04-08T06:00:00+02:00
md: 45
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waiting on weather. Meanwhile continued to make up cement stand.
dTimEnd: 2009-04-08T09:00:00+02:00
dTimStart: 2009-04-08T07:00:00+02:00
md: 45
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waiting on weather. Meanwhile repaired leak on FWD PRS top jaw.
dTimEnd: 2009-04-08T11:00:00+02:00
dTimStart: 2009-04-08T09:00:00+02:00
md: 45
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waiting on weather. Meanwhile calibrated FWD PRS. Lined up to test lower pipe ram (LPR) on BOP.
dTimEnd: 2009-04-08T13:00:00+02:00
dTimStart: 2009-04-08T11:00:00+02:00
md: 45
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waiting on weather. Meanwhile rigged up and laid out MWD and 2 x 9 1/2" drill collars from derrick. Pressure tested LPR on BOP to 20 bar / 5 minutes and 1035 bar / 15 minutes. Prepared 26" BHA. Started to lay out 8 1/4" jar.
dTimEnd: 2009-04-08T19:00:00+02:00
dTimStart: 2009-04-08T13:00:00+02:00
md: 45
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waiting on weather. Meanwhile held Toolbox talk with new crew. Continued to lay out 8 1/4" drill collars. Pressure tested stand pipe manifoil to 1035 bar (15000 psi). L/D 8 1/4" jar. Started to lift up last tension cylinder in moon pool.
dTimEnd: 2009-04-08T22:30:00+02:00
dTimStart: 2009-04-08T19:00:00+02:00
md: 45
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waiting on weather. Meanwhile picked up 8 1/4" DC and racked in set back. Continued to install tension cylinder in moon pool.
dTimEnd: 2009-04-09T00:00:00+02:00
dTimStart: 2009-04-08T22:30:00+02:00
md: 45
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: