Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-01-29T00:00:00+01:00 to 2014-01-30T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
daysBehind: .7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-30T00:00:00+01:00
dTimDiaHoleStart: 2014-01-25T11:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: N/D Xmas tree and spacer spool.
Install HP riser joint and N/U BOP.
Retrieve BPV.
R/U to retrieve 7" tubing.
RIH w/ THRT.
hpht: 0
md: 3147
mdCsgLast: 3090.1
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdPlugTop: 3147
presTestType: formation integrity test
reportNo: 5
ropCurrent: -999.99
sum24Hr: Circulated and conditioned kill mud.
M/U and RIH with W/L run #3 (tubing cutter).
Cut 7" tubing at 2948,5 m, POOH and L/D toolstring.
R/D wireline equipment and inflow tested DHSV.
N/D Xmas tree.
tightWell: 0
tvd: 2948
tvdCsgLast: 2895
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-01-29T15:00:00+01:00
density: 1.37
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 38
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8.5
dTim: 2014-01-29T23:30:00+01:00
density: 1.36
locationSample: Flowline
md: 3461
mudClass: oil based
presBopRating: 345
pv: 44
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
Pore pressure:
Survey stations:
Activities:
comments: Circulated B/U with 1200 l/min, 180 bar. Conditioned mud until even MW in/out. Circulated in total 4 x B/U.

Performed TBT for handling explosives and M/U W/L run #3. Made announcement and erected barriers.
dTimEnd: 2014-01-29T01:15:00+01:00
dTimStart: 2014-01-29T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: M/U BHA for run #3 (tubing cutter). Leak tested QTS to 30/345 bar 5/10 min. Opened well as per procedure. WHP 3 bar.
dTimEnd: 2014-01-29T02:45:00+01:00
dTimStart: 2014-01-29T01:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH w/ run #3  (tubing cutter) from surface to 2995 m.  Average running speed 20 m/min.
dTimEnd: 2014-01-29T05:15:00+01:00
dTimStart: 2014-01-29T02:45:00+01:00
md: 2995
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Correlated across interval 2995 - 2916 m. Positioned cutter at 2948,5 m. Performed cut.
dTimEnd: 2014-01-29T05:45:00+01:00
dTimStart: 2014-01-29T05:15:00+01:00
md: 2948.5
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH from 2948 m to 120 m. Average pulling speed 19 m/min.
dTimEnd: 2014-01-29T08:15:00+01:00
dTimStart: 2014-01-29T05:45:00+01:00
md: 120
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed TBT for handling of explosives and R/D W/L. Erected barriers and made announcement.
Informed production department to shut in wells as per SIMOPS.
dTimEnd: 2014-01-29T08:45:00+01:00
dTimStart: 2014-01-29T08:15:00+01:00
md: 120
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH into tool catcher. Closed SV.
dTimEnd: 2014-01-29T09:15:00+01:00
dTimStart: 2014-01-29T08:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed HMV, opened SV. Drained riser/lubricator with N2. Broke lubricator. Confirmed cutter fired and L/D BHA on deck.
dTimEnd: 2014-01-29T10:30:00+01:00
dTimStart: 2014-01-29T09:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: R/D lubricator and W/L riser.
dTimEnd: 2014-01-29T12:45:00+01:00
dTimStart: 2014-01-29T10:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Attempted to open DHSV. Confirmed closed, unable to circulate. Equlized pressure over DHSV. Confirmed open by circulation.
dTimEnd: 2014-01-29T14:30:00+01:00
dTimStart: 2014-01-29T12:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Inflow tested DHSV 30/200 bar 10 /30 min. 1124 l pumped, 1120 l bled back.
dTimEnd: 2014-01-29T15:30:00+01:00
dTimStart: 2014-01-29T14:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for N/D wireline BOP and lower riser.
dTimEnd: 2014-01-29T15:45:00+01:00
dTimStart: 2014-01-29T15:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: N/D and lifted W/L BOP and riser off F-1. 
Meanwhile cleaned and cleared rig floor from W/L equipment.
dTimEnd: 2014-01-29T16:45:00+01:00
dTimStart: 2014-01-29T15:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed TBT for installing BPV in tubing hanger
dTimEnd: 2014-01-29T17:00:00+01:00
dTimStart: 2014-01-29T16:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared Xmas tree and installed BPV as per Vetco procedure.

Meanwhile R/D and packed W/L equipment.
dTimEnd: 2014-01-29T19:00:00+01:00
dTimStart: 2014-01-29T17:00:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Rambøll disconnected instrumentation and control lines. 
Drained flow line.

Meanwhile R/D and packed W/L equipment and prepared for B/L.
dTimEnd: 2014-01-30T00:00:00+01:00
dTimStart: 2014-01-29T19:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: