Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-04-11T00:00:00+02:00 to 2013-04-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
daysBehind: 19.4
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-04-12T00:00:00+02:00
dTimDiaHoleStart: 2013-03-23T05:30:00+01:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drill shoetrack and displace well to 1,40 sg OBM.
Perform FIT.
Drill 17 1/2" hole.
hpht: 0
md: 1365
mdCsgLast: 1357.7
mdDiaHoleStart: 257
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 37
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Nippled up BOP, slip joint and diverter systems.
Tested BOP and HPDR connections.
Installed seat protector
RIH with 17 1/2" drilling BHA.
tightWell: 0
tvd: 1345.5
tvdCsgLast: 1334
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-04-11T23:30:00+02:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 345
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Nippled up BOP, slip joint and diverter systems.
dTimEnd: 2013-04-11T01:30:00+02:00
dTimStart: 2013-04-11T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with BOP test plug on 5 1/2 DP.
Tested BOP and HPDR connections to 30 bar / 5 min - 345 bar / 10 min.
POOH with BOP test plug.

dTimEnd: 2013-04-11T04:30:00+02:00
dTimStart: 2013-04-11T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up seat protector and RIH.
Installed seat protector and POOH with RT.
dTimEnd: 2013-04-11T08:00:00+02:00
dTimStart: 2013-04-11T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed new type wash pipe.
dTimEnd: 2013-04-11T09:30:00+02:00
dTimStart: 2013-04-11T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued to install new wash pipe. Tested same to 275 bar.
dTimEnd: 2013-04-11T11:00:00+02:00
dTimStart: 2013-04-11T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Picked up and made up 17 1/2" drilling BHA and RIH on 5 1/2" HWDP from surface to 232 meter.
dTimEnd: 2013-04-11T18:30:00+02:00
dTimStart: 2013-04-11T11:00:00+02:00
md: 232
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held toolbox talk.
Performed choke drills with both crews.
dTimEnd: 2013-04-11T20:00:00+02:00
dTimStart: 2013-04-11T18:30:00+02:00
md: 232
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up 5 1/2" DP singles while RIH with 17 1/2"  BHA from 232 m to 473 m. Average tripping speed 120 m/hr.
dTimEnd: 2013-04-11T22:00:00+02:00
dTimStart: 2013-04-11T20:00:00+02:00
md: 473
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH with 17 1/2" BHA on 5 1/2" DP from 473 m to 1159 m. Average tripping speed 343 m/hr.
dTimEnd: 2013-04-12T00:00:00+02:00
dTimStart: 2013-04-11T22:00:00+02:00
md: 1159
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: