Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-11-03T00:00:00+01:00 to 2013-11-04T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 9.9
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-11-04T00:00:00+01:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Cut 9 5/8" casing.
Retrieve 10 3/4" lock down assembly.
Retrieve 10 3/4" casing.
hpht: 0
md: 2637
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 76
ropCurrent: -999.99
sum24Hr: Pressure tested riser connection.
Installed tensioner system.
Nippled up BOP and tested connection.
Picked up and RIH with 10 3/4" casing cutting BHA.
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-11-03T22:00:00+01:00
density: 1.21
locationSample: Active pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
dTim: 2013-11-03T17:00:00+01:00
density: 1.24
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: Erected scaffolding around riser in moonpool.
dTimEnd: 2013-11-03T01:00:00+01:00
dTimStart: 2013-11-03T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Filled riser.
Pressure tested riser to 200 bar for 10 minutes.
dTimEnd: 2013-11-03T02:00:00+01:00
dTimStart: 2013-11-03T01:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed centralizers and boat collision stool.
dTimEnd: 2013-11-03T05:00:00+01:00
dTimStart: 2013-11-03T02:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed tensioning ring and cylinders.
Transferred riser weight from TDS to tension cylinders.
Adjusted riser tension to 150 MT
Installed centralizers on upper wellhead deck.
dTimEnd: 2013-11-03T08:45:00+01:00
dTimStart: 2013-11-03T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rigged up control hoses and released Claxton tool from riser.

dTimEnd: 2013-11-03T09:30:00+01:00
dTimStart: 2013-11-03T08:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Made up single to Claxton tool.
Removed bushings and outer ring, pulled Claxton tool to drill floor.
Installed outer ring and bushings.
Laid Claxton tool out on cantilever.
dTimEnd: 2013-11-03T11:00:00+01:00
dTimStart: 2013-11-03T09:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Modified scaffolding in moonpool.

Maenwhile:
Performed pre-job meeting prior to installing slick joint and diverter.
dTimEnd: 2013-11-03T11:15:00+01:00
dTimStart: 2013-11-03T11:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Modified scaffolding in moonpool.

Maenwhile:
Prepared equipment to run diverter.
Performed pre-job meeting prior to nipple up BOP.
At 11:00 hrs informed production to shut down according to SIMOPS red procedure.
dTimEnd: 2013-11-03T12:15:00+01:00
dTimStart: 2013-11-03T11:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Moved BOP to well centre.
Landed BOP on riser and made up NT2 connector.
Installed slick joint and diverter.
Rigged up BOP tension system.
Cleaned and cleared rigfloor and moonpool areas.

At 15:00 hrs informed Maersk Production to restart production according to SIMOPS procedure.
dTimEnd: 2013-11-03T17:30:00+01:00
dTimStart: 2013-11-03T12:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to pick up cutting BHA.
dTimEnd: 2013-11-03T17:45:00+01:00
dTimStart: 2013-11-03T17:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Picked up and made up 10 3/4"casing cutting assembly.
dTimEnd: 2013-11-03T19:30:00+01:00
dTimStart: 2013-11-03T17:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Pressure tested BOP cennection to 20 / 200 bar - 5 / 10 minutes.
dTimEnd: 2013-11-03T20:15:00+01:00
dTimStart: 2013-11-03T19:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Tested cutters at surface, knives opened at 330 liter/min.
dTimEnd: 2013-11-03T21:00:00+01:00
dTimStart: 2013-11-03T20:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: RIH restricted with 10 3/4" casing cutting BHA on 5 1/2" DP from surface to 700 m.
 Average tripping speed 400 meter/hr.
dTimEnd: 2013-11-03T22:45:00+01:00
dTimStart: 2013-11-03T21:00:00+01:00
md: 700
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Filled pipe with 220 liter/min.
dTimEnd: 2013-11-03T23:15:00+01:00
dTimStart: 2013-11-03T22:45:00+01:00
md: 700
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: RIH restricted with 10 3/4" casing cutting BHA on 5 1/2" DP from 700 m to 1433 m.
 Average tripping speed 938 meter/hr.

Observed leak hydraulic leak on PS-21 slips.
dTimEnd: 2013-11-04T00:00:00+01:00
dTimStart: 2013-11-03T23:15:00+01:00
md: 1433
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
Lithology and shows: