Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-03-29T00:00:00+02:00 to 1993-03-30T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 130.9
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-03-30T00:00:00+02:00
dTimDiaHoleStart: 1993-03-26T00:00:00+01:00
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *RIH WITH 4 1/2" TEST TUBING
*M/U DUMMY HANGER, RIH AND LAND OFF IN WH
*RUN W/L CORRELATION RUN TO CHECK SPACE OUT
*POOH AND SPACE OUT STRING BELOW SSTT
*M/U SSTT TO STRING, RIH AND M/U LUBRICATOR TO LANDING STRING
hpht: 0
md: 550
mdCsgLast: 4640
mdPlanned: -999.99
reportNo: 134
ropCurrent: -999.99
sum24Hr: *CONT M/U SSTT AND LUBRICATOR VALVE TO X-OVERS/PUP JOINTS
*M/U TCP GUNS AND BHA, RIH
*RIH WITH 4 1/2" TEST STRING TO 1402 M
tightWell: 0
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-03-29T06:00:00+02:00
density: 1.15
locationSample: Active pit
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: BRINE
visFunnel: -999.99
yp: -999.99
dTim: 1993-03-29T00:00:00+02:00
density: 1.15
locationSample: Active pit
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: BRINE
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: CONTINUED CLEANING RIG FLOOR AND PITS.
dTimEnd: 1993-03-29T04:30:00+02:00
dTimStart: 1993-03-29T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: M/U DUMMY FLUTED HANGER TO X-OVERS, L/D ON DECK. M/U SSTT TO X-OVERS AND PUP JOINTS.
dTimEnd: 1993-03-29T06:00:00+02:00
dTimStart: 1993-03-29T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: success
comments: CONTINUED M/U SSTT AND LUBRICATOR VALVE TO X-OVERS/PUP JOINTS
dTimEnd: 1993-03-29T09:00:00+02:00
dTimStart: 1993-03-29T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: success
comments: CLEANED RIG FLOOR. HELD MEETING ON RIG FLOOR WITH PERSONEL INVOLVED IN BHA RUNNING OPERATION. PREPARED TO RUN TCP GUNS.
dTimEnd: 1993-03-29T10:00:00+02:00
dTimStart: 1993-03-29T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: PREPARE TO RUN TCP GUNS. RIH WITH TCP ASSEMBLIES AND LPR-N VALVE, PRESS TESTED STRING TO 200 BAR/15 MIN, CONT RIH WITH TEST STRING BHA AND ONE 4 1/2" PH6 TUBING JNT. PRESS TESTED BHA TO 345 BAR/15 MIN.
dTimEnd: 1993-03-29T23:00:00+02:00
dTimStart: 1993-03-29T10:00:00+02:00
md: 425
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: success
comments: CONT RIH WITH 4 1/2" PH6 TUBING TO 550 M. FILLED STRING COMPLETLY WITH 1,15 SG BRINE EVERY 10 SINGLES
dTimEnd: 1993-03-30T00:00:00+02:00
dTimStart: 1993-03-29T23:00:00+02:00
md: 550
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: