Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-08-23T00:00:00+02:00 to 2008-08-24T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-24T00:00:00+02:00
dTimDiaHoleStart: 2008-08-23T22:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH and perforate run #1. POOH. LD gun. MU and RIH to perforate #2. 
hpht: 0
md: 3792
mdCsgLast: 3790.1
mdDiaHoleStart: 3792
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 54
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Continued commision XMT, LD 3 1/2" DP and RU WL equpment until 22:15. Pressure tested WL rig up. MU and armed perforation guns.
tightWell: 0
tvd: 3247
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-08-23T16:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 3792
mudClass: other
presBopRating: 345
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Commisioned F-5 XMT.

Meanwhile LD 3 1/2" DP (16 of 31 stds layed down), installed BOP rams and cleaned lower shakers and moon pool area. Built rope socket/cable head on 7/16" cable.
dTimEnd: 2008-08-23T06:00:00+02:00
dTimStart: 2008-08-23T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Commisioned F-5 XMT.

Meanwhile LD 3 1/2" DP (31 stds layed down) and cleaned lower shakers and moon pool area. Held TOFS due to dropped 3 1/2" DP in fox hole. Tested perforation toolstring and prepared WL equipment. Bundled up and removed 3 1/2" DP from cantiliver for backload.
dTimEnd: 2008-08-23T17:00:00+02:00
dTimStart: 2008-08-23T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Commisioned F-5 XMT.

Meanwhile spotted equipment on rig floor and RU WL lubricator, grease skid, nitrogen rack and local control panel. Hot-checked perforation toolstring. Prepared for pressure testing WL rig up.
dTimEnd: 2008-08-23T22:15:00+02:00
dTimStart: 2008-08-23T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to pressure testing WL rig up and prior to making up guns.
dTimEnd: 2008-08-23T22:45:00+02:00
dTimStart: 2008-08-23T22:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Hooked up local control of DHSV and HMV on XMT. Removed hydraulic tube from HMV and drained hydraulic fluid. Hooked up DHSV control hose on XMT. Hooked up HMV control hose.

Meanwhile lined up to fill riser and lubricator with cmt unit. Lifted toolstring into toolcatcher and MU lubricator to lower riser.
dTimEnd: 2008-08-24T00:00:00+02:00
dTimStart: 2008-08-23T22:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: