Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1992-11-18T00:00:00+01:00 to 1992-11-19T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-18T00:00:00+02:00
dateDrillComplete: 1992-12-18
daysBehind: 17.1
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1992-11-19T00:00:00+01:00
dTimDiaHoleStart: 1992-11-18T07:00:00+01:00
diaHole: 26
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *COMPLETE REPAIRING AND PRESSURE TESTING BOP.
*(WOW), RUN BOP/RISER.
hpht: 0
md: -999.99
mdCsgLast: 531
mdDiaHoleStart: 545
mdKickoff: 562
mdPlanned: -999.99
reportNo: 19
ropCurrent: -999.99
sum24Hr: *TESTED BOP. SHEAR RAM LEAKING. CHANGING SEAL.
tightWell: 0
waterDepth: 84
wellheadElevation: 103.3
Drilling fluid:
dTim: 1992-11-18T08:15:00+01:00
density: 1.2
locationSample: Active pit
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: 30
type: KCL/PAC/PHPA
visFunnel: 118
yp: 13.5
Pore pressure:
Survey stations:
Activities:
comments: INSTALLED GUIDE WIRES.
dTimEnd: 1992-11-18T03:30:00+01:00
dTimStart: 1992-11-18T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: MOVED RIG OVER WELL. PULL TESTED GUIDE LINES TO 2,5 TONS.
dTimEnd: 1992-11-18T04:30:00+01:00
dTimStart: 1992-11-18T03:30:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- position
state: ok
stateDetailActivity: success
comments: RIH WITH CORROSION CAP R/R TOOL.  RAN GUIDE FRAME. RETRIEVED CORROSION CAP WITH 15 TONS OVERPULL. POOH WITH CAP AND R/R TOOL.
dTimEnd: 1992-11-18T06:00:00+01:00
dTimStart: 1992-11-18T04:30:00+01:00
md: 103
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: LD CORROSION CAP AND R/R TOOL.
dTimEnd: 1992-11-18T07:00:00+01:00
dTimStart: 1992-11-18T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: PRESSURE TESTED UAP TO 27/345 BAR, 5/15 MINS. PRESSURE TESTED LAP AND PIPE RAMS TO 27/690 BAR, 5/15 MINS.
dTimEnd: 1992-11-18T16:00:00+01:00
dTimStart: 1992-11-18T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: MOVED RIG 30 M OFF WELL.
dTimEnd: 1992-11-18T16:30:00+01:00
dTimStart: 1992-11-18T16:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- position
state: ok
stateDetailActivity: success
comments: FOUND SHEAR RAM LEAKING.  BROUGHT CARRIER UP IN HIGH POSITION. PREPARED FOR WORKING ON SHEAR RAM.
dTimEnd: 1992-11-18T18:00:00+01:00
dTimStart: 1992-11-18T16:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: fail
stateDetailActivity: equipment failure
comments: SECURED BOP.
dTimEnd: 1992-11-18T19:00:00+01:00
dTimStart: 1992-11-18T18:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: FUNCTION TESTED BOP.
dTimEnd: 1992-11-18T22:30:00+01:00
dTimStart: 1992-11-18T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: WORKED ON SHEAR RAM.
dTimEnd: 1992-11-19T00:00:00+01:00
dTimStart: 1992-11-18T22:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: fail
stateDetailActivity: equipment failure
Lithology and shows: