Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-05-13T00:00:00+02:00 to 2013-05-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-05-14T00:00:00+02:00
dTimDiaHoleStart: 2013-05-09T16:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run in hole with 8 1/2" bottom hole assembly and tag top of cement.
Kickoff below 14" casing shoe to F-11 A.
Drill and orient 8 1/2" hole.
hpht: 0
md: 2569
mdCsgLast: 2570.7
mdDiaHoleStart: 4562
mdPlanned: -999.99
mdStrengthForm: 2574
presTestType: formation integrity test
reportNo: 69
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Circulated out spacer and excess cement at 2569m MD.
Pulled out of hole with 3 1/2" cement stinger on 5 1/2" drill pipe from 2569m MD.
Picked up and made up 8 1/2" bottom hole assembly.
Ran in hole with 8 1/2" bottom hole assembly to 1557m MD.
Performed slip and cut of drill line.
tightWell: 0
tvd: 2438
tvdCsgLast: 2442
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-05-13T21:00:00+02:00
density: 1.28
locationSample: Active pit
md: 2569
mudClass: oil based
presBopRating: 345
pv: 34
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8.5
dTim: 2013-05-13T14:30:00+02:00
density: 1.28
locationSample: Active pit
md: 2569
mudClass: oil based
presBopRating: 345
pv: 32
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 9
Pore pressure:
Survey stations:
Activities:
comments: Circulated out spacer and excess cement at 2569m MD with 2500 lpm, 162 bar and 60 rpm.

dTimEnd: 2013-05-13T04:00:00+02:00
dTimStart: 2013-05-13T00:00:00+02:00
md: 2569
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pulled out of hole with 3 1/2" cement stinger on 5 1/2" drill pipe from 2569m MD to 291m MD.
dTimEnd: 2013-05-13T08:00:00+02:00
dTimStart: 2013-05-13T04:00:00+02:00
md: 291
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed flowcheck prior to pull 3 1/2" cement stinger through BOP - well static.
dTimEnd: 2013-05-13T08:30:00+02:00
dTimStart: 2013-05-13T08:00:00+02:00
md: 291
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Changed out PS21 slips and installed 3 1/2" auto slips. Broke out 3 1/2" x 5 1/2" crossover and laid down. Changed out die carriers and elevator inserts.
dTimEnd: 2013-05-13T09:00:00+02:00
dTimStart: 2013-05-13T08:30:00+02:00
md: 291
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pulled out of hole with 3 1/2" cement stinger from 291m MD and racked back same. Broke out and laid down mule shoe.
dTimEnd: 2013-05-13T10:30:00+02:00
dTimStart: 2013-05-13T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Changed to 5 1/2" handling equipment. Cleaned and tidied rig floor.
dTimEnd: 2013-05-13T11:30:00+02:00
dTimStart: 2013-05-13T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to pick up and make up 8 1/2" bottom hole assembly.
dTimEnd: 2013-05-13T12:00:00+02:00
dTimStart: 2013-05-13T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Picked up and made up 8 1/2" bottom hole assembly to 40m MD. Uploaded MWD and installed radioactove sources. Picked up and made up 8 1/2" bottom hole assembly from 40m MD to 196m MD.
dTimEnd: 2013-05-13T17:30:00+02:00
dTimStart: 2013-05-13T12:00:00+02:00
md: 196
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Ran in hole with 8 1/2" bottom hole assembly from 196m MD to 993m MD.
dTimEnd: 2013-05-13T19:00:00+02:00
dTimStart: 2013-05-13T17:30:00+02:00
md: 993
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Engaged top drive and filled pipe. Established circulation with 2200 lpm and 123 bar.
dTimEnd: 2013-05-13T19:30:00+02:00
dTimStart: 2013-05-13T19:00:00+02:00
md: 993
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Shallow tested MWD.
dTimEnd: 2013-05-13T20:30:00+02:00
dTimStart: 2013-05-13T19:30:00+02:00
md: 993
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Displaced kill and choke lines to 1.28 sg OBM.
dTimEnd: 2013-05-13T21:00:00+02:00
dTimStart: 2013-05-13T20:30:00+02:00
md: 993
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Ran in hole with 8 1/2" bottom hole assembly from 993m MD to 1354m MD.
dTimEnd: 2013-05-13T21:30:00+02:00
dTimStart: 2013-05-13T21:00:00+02:00
md: 1354
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Emptied trip tank.
dTimEnd: 2013-05-13T21:45:00+02:00
dTimStart: 2013-05-13T21:30:00+02:00
md: 1354
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Ran in hole with 8 1/2" bottom hole assembly from 1354m MD to  1609m MD.
dTimEnd: 2013-05-13T22:30:00+02:00
dTimStart: 2013-05-13T21:45:00+02:00
md: 1609
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed slip and cut of drill line.
dTimEnd: 2013-05-14T00:00:00+02:00
dTimStart: 2013-05-13T22:30:00+02:00
md: 1609
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
Lithology and shows: