Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2016-10-16T00:00:00+02:00 to 2016-10-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-17T00:00:00+02:00
dTimDiaHoleStart: 2016-09-29T01:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Pull production riser on well F-15 D
- Skid to well F-14

hpht: 0
md: -999.99
mdCsgLast: 1201
mdDiaHoleStart: 0
mdPlanned: -999.99
presTestType: leak off test
reportNo: 4
ropCurrent: -999.99
sum24Hr: WOW to pull production riser on F-15 D
Meanwhile:
Skidded to F-9
Tagged TOC at 152m
Skidded to well F-15 D
tightWell: 0
tvdCsgLast: 1012
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather to pull production riser on F-15 D

Meanwhile:
Performed TBT for skidding to F-9 A and tag TOC
dTimEnd: 2016-10-16T16:00:00+02:00
dTimStart: 2016-10-16T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser on F-15 D

Meanwhile:
Skidded cantilever to well F-9 A
dTimEnd: 2016-10-16T17:00:00+02:00
dTimStart: 2016-10-16T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser on F-15 D

Meanwhile:
Performed TBT for removing hatches.
dTimEnd: 2016-10-16T17:15:00+02:00
dTimStart: 2016-10-16T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser on F-15 D

Meanwhile:
Removed hatches. Installed masterbushing
dTimEnd: 2016-10-16T17:45:00+02:00
dTimStart: 2016-10-16T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser on F-15 D

Meanwhile:
RIH on 5 1/2" DP open ended. Tagged TOC at 152 m.
dTimEnd: 2016-10-16T19:00:00+02:00
dTimStart: 2016-10-16T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser on F-15 D

Meanwhile:
Performed TBT for manual handling
dTimEnd: 2016-10-16T19:15:00+02:00
dTimStart: 2016-10-16T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser on F-15 D

Meanwhile:
POOH 5 1/2" DP to surface.
dTimEnd: 2016-10-16T19:30:00+02:00
dTimStart: 2016-10-16T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser on F-15 D

Meanwhile:
Installed hatches and hole covers.
Performed pre-skid checks
dTimEnd: 2016-10-16T20:30:00+02:00
dTimStart: 2016-10-16T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser on F-15 D

Meanwhile:
Closed doors on BOP.
Cleaned shaker pits.
Cleaned out dry bulk silos
dTimEnd: 2016-10-17T00:00:00+02:00
dTimStart: 2016-10-16T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: