Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-28T00:00:00+01:00 to 2008-01-29T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-29T00:00:00+01:00
dTimDiaHoleStart: 2008-01-24T14:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: MU communication collar and TH running tool. RIH and land and test the TH. Perform low pressure test and function test of DHSV. Set production packer and test tubing. Inflow test DHSV.  RU wireline. RIH and retrieve NPR plug. POOH and RD. 
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 126
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RIH with 7" tubing from 2528 m to 3023 m MD. Landed tubing at 3030.6 m and performed space-out. Pulled back and installed space-out pup. MU TH and terminated CLs, chemical injection line and cable terminated at TH. Prepared for MU communication collar.  
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-28T20:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: 3520
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-29T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Ran 7" tubing, cable and clamps from 2428 m to 2528 m MD. Pressure increased from 35 bar to 38 bar on chemical injection line while RIH. Average running speed was 5,5 joint/hr. Up weight 195 MT / down weight 130 MT.
dTimEnd: 2008-01-28T02:00:00+01:00
dTimStart: 2008-01-28T00:00:00+01:00
md: 2528
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box meeting with involved personnel. PU and MU DHSV assembly.

dTimEnd: 2008-01-28T03:00:00+01:00
dTimStart: 2008-01-28T02:00:00+01:00
md: 2528
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: DHSV got stuck in lower guiding plate on FMS while lowering DHSV assembly through slips. Managed to free slips.
dTimEnd: 2008-01-28T03:30:00+01:00
dTimStart: 2008-01-28T03:00:00+01:00
md: 2528
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Removed FMS and lowered DHSV through rotary table. Re-installed FMS. Installed one joint above DHSV. Installed hole cover.
dTimEnd: 2008-01-28T04:15:00+01:00
dTimStart: 2008-01-28T03:30:00+01:00
md: 2528
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RU sheave wheel for single CL to a tugger. Inserted and hoisted in position. 

PU, flushed and connected CL. Tested CL to 570 bar / 10 min. Bled down pressure to zero and got 210 ml back. Pumped up to 420 bar on control line to maintain DHSV open while RIH.
dTimEnd: 2008-01-28T06:00:00+01:00
dTimStart: 2008-01-28T04:15:00+01:00
md: 2528
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7" tubing, cable and clamps from 2528 m to 3023 m MD. Pressure increased from 38 bar to 45 bar on chemical injection line while RIH. Average running speed was 4 joint/hr due to increased drag. Up weight 227 MT / down weight 137 MT.
dTimEnd: 2008-01-28T19:15:00+01:00
dTimStart: 2008-01-28T06:00:00+01:00
md: 3023
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting. MU the last tubing joint and RIH slowly. Stung into top of liner with ratcheting muleshoe approx 4 m before landing out with no-go. Sat down 5 MT and marked pipe 7.69 m off btm of joint #19. Pulled up to up-weight and marked pipe 6.5 m off btm of joint #19.

POOH 8 m to confirm tagging depth. Up weight 215 MT / down weight 135 MT. Observed that up-weight was reduced by 12 MT. RIH slowly and verified landing depth.

dTimEnd: 2008-01-28T20:30:00+01:00
dTimStart: 2008-01-28T19:15:00+01:00
md: 3030.6
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Discussed situation with town.
dTimEnd: 2008-01-28T21:45:00+01:00
dTimStart: 2008-01-28T20:30:00+01:00
md: 3030.6
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: POOH with 3 tubing joints. Took up weight 225 MT / down weight 135 MT.  RU to circulate down tubing.

Meanwhile re-calculated casing design for production PBR being sheared prior to setting the production packer. Calculated space-out for production PBR.
dTimEnd: 2008-01-29T00:00:00+01:00
dTimStart: 2008-01-28T21:45:00+01:00
md: 3000.5
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: