Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-01-25T00:00:00+01:00 to 2009-01-26T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-01-26T00:00:00+01:00
dTimDiaHoleStart: 2009-01-18T22:00:00+01:00
diaHole: 12.25
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rig down casing tong. RIH with 9 5/8" x 10 3/4" casing on 5 1/2" HWDP. Pick up cement head and land 10 3/4" casing hanger. Circulate. Cement casing. POOH with PADPRT. Set 10 3/4" casing hanger lock down sub. Install 10 3/4" wearbushing. Set RTTS. 
hpht: 0
md: 2920
mdCsgLast: 2561.8
mdDiaHoleStart: 2575
mdPlanned: -999.99
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 8
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: RIH with 10 3/4" casing to 2001 m MD. Rigged up FAC tool. Troubleshot BX and spider elevators. RIH with 10 3/4" casing stands from 2001 m to 2560 m MD, circulated at 13 3/8" shoe. RIH with 10 3/4" casing stand to 2770 m MD. Rigged down spider elevator, autoslips and bails. Rigged up for running DP. Made up 10 3/4" casing and ran below rotary.
tightWell: 0
tvd: 2748
tvdCsgLast: 2416.2
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Dressed PDM for picking up 10 3/4" casing. Changed to 10 3/4" BX4 elevator. Changed inserts in PS-21. Dressed tong for 10 3/4" casing. Moved roller section from forward to aft cantilever. Made up 10 3/4" swadge to kelly cock. Moved redundant 9 5/8" casing to fwd stb bay. Counted 9 5/8" joints left on deck, 37 - ok.
dTimEnd: 2009-01-25T01:30:00+01:00
dTimStart: 2009-01-25T00:00:00+01:00
md: 1113
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Made up 9 5/8" x 10 3/4 x-over. RIH with 10 3/4" 60,7# 13Cr80 VamTop casing from 1113 m to 1580 m MD. Filled every 10th casing joint with OBM.
dTimEnd: 2009-01-25T06:00:00+01:00
dTimStart: 2009-01-25T01:30:00+01:00
md: 1580
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk / handover meeting.
dTimEnd: 2009-01-25T07:15:00+01:00
dTimStart: 2009-01-25T07:00:00+01:00
md: 1700
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 10 3/4" 60,7# 13Cr80 VamTop casing from 1700 m to 2001 m MD. Filled every 5th casing joint with OBM.
dTimEnd: 2009-01-25T10:45:00+01:00
dTimStart: 2009-01-25T07:15:00+01:00
md: 2001
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Removed power rollers on cantilever. Cleared excess equipment from drillfloor prior to running casing stands from derrick.
dTimEnd: 2009-01-25T11:30:00+01:00
dTimStart: 2009-01-25T10:45:00+01:00
md: 2001
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to running 10 3/4" casing stands.
dTimEnd: 2009-01-25T11:45:00+01:00
dTimStart: 2009-01-25T11:30:00+01:00
md: 2001
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Attempted to latch BX elevator onto casing stand in PRS - negative. Troubleshot. Decided to change to spider elevator.
dTimEnd: 2009-01-25T12:15:00+01:00
dTimStart: 2009-01-25T11:45:00+01:00
md: 2001
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Rigged down BX4 elevator and bails. Rigged up 15 ft bails. Made up FAC tool to TDS. Installed and hooked up spider elevator.
dTimEnd: 2009-01-25T16:00:00+01:00
dTimStart: 2009-01-25T12:15:00+01:00
md: 2001
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Function tested spider elevator. Observed air supply problem from TDS. Troubleshot problem. Changed 2 way pneumatic valve on TDS.
dTimEnd: 2009-01-25T19:45:00+01:00
dTimStart: 2009-01-25T16:00:00+01:00
md: 2001
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Held toolbox talk for running 10 3/4" casing stands.
dTimEnd: 2009-01-25T20:00:00+01:00
dTimStart: 2009-01-25T19:45:00+01:00
md: 2001
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with 10 3/4" casing stands from 2001 m to 2560 m MD. Filled every stand with OBM.
dTimEnd: 2009-01-25T23:15:00+01:00
dTimStart: 2009-01-25T20:00:00+01:00
md: 2560
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Stabbed 10 3/4" FAC packer into casing with 8 MT setdown. Commenced pumping, mud sprayed accross packer, not holding pressure. Set down 15 MT on FAC packer. Stepped up rate to 1330 lpm / SPP 31 bar. Circulated for 10 min, stable pressure and no losses. Took up/down weights 256/199 MT.
dTimEnd: 2009-01-26T00:00:00+01:00
dTimStart: 2009-01-25T23:15:00+01:00
md: 2560
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: