Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-16T00:00:00+01:00 to 2014-02-17T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-17T00:00:00+01:00
dTimDiaHoleStart: 2014-02-03T20:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 2878
mdCsgLast: 2595.4
mdDiaHoleStart: 3147
mdPlanned: -999.99
mdPlugTop: 2878
presTestType: formation integrity test
reportNo: 23
ropCurrent: -999.99
sum24Hr: Finalized slip and cut.
Postioned Spear at 144 m and engaged same. Pulled casing free.
Circulated to take up mud weight from 1,28 to 1,40 SG.
Pulled casing to RKB on HWDP. Rigged up casing handling equipment and pulled 10 3/4" x 9 5/8" casing to 721 m.
tightWell: 0
tvdCsgLast: 2446.8
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-16T14:00:00+01:00
density: 1.4
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 40
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
dTim: 2014-02-16T21:00:00+01:00
density: 1.4
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 40
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
Pore pressure:
Survey stations:
Activities:
comments: Finalized slip and cut.
dTimEnd: 2014-02-16T00:15:00+01:00
dTimStart: 2014-02-16T00:00:00+01:00
md: 119
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U stand of 5 1/2" HWDP to string and connected TDS.
dTimEnd: 2014-02-16T00:30:00+01:00
dTimStart: 2014-02-16T00:15:00+01:00
md: 144
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed TBT.
Recorded up/down weight: 81/78 T.
dTimEnd: 2014-02-16T00:45:00+01:00
dTimStart: 2014-02-16T00:30:00+01:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Established 200 LPM/10 bar. Engaged spear at 144 m. Pressure increased to 17 bar.
Stopped flow and bled off pressure.
Pulled casing free with 174 T on weight indicator.
Pulled 10 3/4" x 9 5/8" casing from cut at 1457 to 1452 m. New depth including casing string.
dTimEnd: 2014-02-16T01:00:00+01:00
dTimStart: 2014-02-16T00:45:00+01:00
md: 1452
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Established circulation and took up mud weight from 1,28 to 1,40 SG.
Circulated with 2000 LPM/53 bar.
dTimEnd: 2014-02-16T04:15:00+01:00
dTimStart: 2014-02-16T01:00:00+01:00
md: 1452
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min - well static.
dTimEnd: 2014-02-16T04:30:00+01:00
dTimStart: 2014-02-16T04:15:00+01:00
md: 1452
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Pumped 1,8 SG slug.
dTimEnd: 2014-02-16T04:45:00+01:00
dTimStart: 2014-02-16T04:30:00+01:00
md: 1452
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH with 10 3/4" x 9 5/8" casing on 5 1/2" HWDP from 1452 to 1314 m.
dTimEnd: 2014-02-16T06:00:00+01:00
dTimStart: 2014-02-16T04:45:00+01:00
md: 1314
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Released Spear and racked same in derrick.
dTimEnd: 2014-02-16T06:30:00+01:00
dTimStart: 2014-02-16T06:00:00+01:00
md: 1314
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2014-02-16T06:45:00+01:00
dTimStart: 2014-02-16T06:30:00+01:00
md: 1314
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Started to rig up handling equipment for 10 3/4" casing.
dTimEnd: 2014-02-16T07:00:00+01:00
dTimStart: 2014-02-16T06:45:00+01:00
md: 1314
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Held prejob meeting with ongoing crew regarding rig up of handling equipment.
dTimEnd: 2014-02-16T07:15:00+01:00
dTimStart: 2014-02-16T07:00:00+01:00
md: 1314
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Rigged up handling equipment for 10 3/4" casing.
Problems with tong occured.
dTimEnd: 2014-02-16T08:45:00+01:00
dTimStart: 2014-02-16T07:15:00+01:00
md: 1314
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Troubleshot issues with Power Slips hydraulic fittings.
dTimEnd: 2014-02-16T09:45:00+01:00
dTimStart: 2014-02-16T08:45:00+01:00
md: 1314
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Trouble shot issues with casing door function. Changed out tong.
Coupling between Tong and IRN failed.
dTimEnd: 2014-02-16T11:00:00+01:00
dTimStart: 2014-02-16T09:45:00+01:00
md: 1314
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Coupling between Tong and IRN failed. Fixed same.
dTimEnd: 2014-02-16T11:45:00+01:00
dTimStart: 2014-02-16T11:00:00+01:00
md: 1314
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Moved spare casing tong from Aux side. Blew a gasket in the roughneck coupling / hose when unmounting tong from frame.
Fault on PRS occured.
dTimEnd: 2014-02-16T12:45:00+01:00
dTimStart: 2014-02-16T11:45:00+01:00
md: 1314
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: VFD fault on forward PRS. Fixed same,
dTimEnd: 2014-02-16T13:00:00+01:00
dTimStart: 2014-02-16T12:45:00+01:00
md: 1314
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Installed new casing tong into position.
dTimEnd: 2014-02-16T13:30:00+01:00
dTimStart: 2014-02-16T13:00:00+01:00
md: 1314
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Held TBT prior to start pulling 10 3/4" casing.
dTimEnd: 2014-02-16T13:45:00+01:00
dTimStart: 2014-02-16T13:30:00+01:00
md: 1314
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Pulled 10 3/4" casing joints from 1314 to 1210 m.
dTimEnd: 2014-02-16T15:00:00+01:00
dTimStart: 2014-02-16T13:45:00+01:00
md: 1210
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Rigged up control panel for stabbing arm on tong due to arm slipping forward.
dTimEnd: 2014-02-16T15:15:00+01:00
dTimStart: 2014-02-16T15:00:00+01:00
md: 1210
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Continued pulling 10 3/4" casing joints from 1210 to 950 m.
Pulled 6 jnts/hr in average.
dTimEnd: 2014-02-16T19:00:00+01:00
dTimStart: 2014-02-16T15:15:00+01:00
md: 950
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Held TBT with ongoing crew.
dTimEnd: 2014-02-16T19:15:00+01:00
dTimStart: 2014-02-16T19:00:00+01:00
md: 950
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Continued pulling 10 3/4" casing joints from 950 to 850 m.
dTimEnd: 2014-02-16T20:00:00+01:00
dTimStart: 2014-02-16T19:15:00+01:00
md: 850
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Held TBT for changing handling equipment to 9 5/8".
dTimEnd: 2014-02-16T20:15:00+01:00
dTimStart: 2014-02-16T20:00:00+01:00
md: 850
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Removed Flushed Mounted Spider and Master bushing ring. Installed PS21 with 9 5/8" inserts.
Changed lower jaws on casing tong.
dTimEnd: 2014-02-16T21:15:00+01:00
dTimStart: 2014-02-16T20:15:00+01:00
md: 850
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: B/O and L/D 10 3/4" x 9 5/8" XO.
dTimEnd: 2014-02-16T21:30:00+01:00
dTimStart: 2014-02-16T21:15:00+01:00
md: 850
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Removed elevator and rotator for 10 3/4" and installed BX elevator dressed for 9 5/8".
Changed upper jaws on casing tong. Changed Swedge to 9 5/8".
dTimEnd: 2014-02-16T22:00:00+01:00
dTimStart: 2014-02-16T21:30:00+01:00
md: 850
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Troubleshot problems with casing tong. Not able to run in automatic mode.
dTimEnd: 2014-02-16T22:30:00+01:00
dTimStart: 2014-02-16T22:00:00+01:00
md: 850
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Pulled 9 5/8" casing from 850 to 816 m.
Worked casing tong on tong panel while re-starting tong PLC.
dTimEnd: 2014-02-16T23:00:00+01:00
dTimStart: 2014-02-16T22:30:00+01:00
md: 816
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Worked on sensors on casing tong and calibrated same.
dTimEnd: 2014-02-16T23:15:00+01:00
dTimStart: 2014-02-16T23:00:00+01:00
md: 816
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Pulled 9 5/8" casing joints from 816 to 721 m.
dTimEnd: 2014-02-17T00:00:00+01:00
dTimStart: 2014-02-16T23:15:00+01:00
md: 721
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
Lithology and shows: