Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-21T00:00:00+02:00 to 2014-04-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-22T00:00:00+02:00
dTimDiaHoleStart: 2014-04-20T08:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: End of drilling campaign - de-mob activities reported on F-99.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 60
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: P/T kill wing cap to 35/345 bar 5/15 min.
Well F-1 C handed over to production at 01:30 hrs.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Pressure tested kill wing valve cap to 35/345 bar for 5/15 min using AWS pump. Good test.

Meanwhile continued packing W/L equipment for backload.
dTimEnd: 2014-04-21T00:45:00+02:00
dTimStart: 2014-04-21T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Finalized and signed handover documentation.
Well F-1 C handed over to production at 01:30 hrs.

*** Last report on F-1 C - continue reporting on F-99 for final De-mob***
dTimEnd: 2014-04-21T01:30:00+02:00
dTimStart: 2014-04-21T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: