Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2008-03-21T00:00:00+01:00 to 2008-03-22T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
daysBehind: 11.4
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-03-22T00:00:00+01:00
dTimDiaHoleStart: 2008-03-19T21:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: WOW to be able to nipple down Diverter and BOP. Nipple down the Diverter, BOP and the HPDR.
hpht: 0
md: 3510
mdCsgLast: 3508
mdDiaHoleStart: 3510
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 75
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: WOW prior to retrieve the HP drilling riser. Meanwhile cleaned stand pipe/Choke line manifold. Changed oil on the TDS. Performed general maintenance and PM's. Changed out the cathead wire. Prepared tools and lifting equipment, for nippling down the Diverter, BOP and the HPDR. Commenced installation of flood light in derrick.


tightWell: 0
tvd: 3138.8
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2008-03-21T15:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: 3508
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-03-22T00:00:00+01:00
equivalentMudWeight: 1.08
md: 3510
readingKind: measured
Survey stations:
Activities:
comments: WOW. Greased the UPR track on the PRS beam. Functioned main flow line valve 1250 psi. Transported 6 flood light to the finger board level in the derrick. 

dTimEnd: 2008-03-21T06:00:00+01:00
dTimStart: 2008-03-21T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW prior to retrieve the HP drilling riser. Meanwhile cleaned stand pipe/Choke line manifold. Changed oil on the TDS. Performed general maintenance and PM's. Changed out the cathead wire.
dTimEnd: 2008-03-21T19:00:00+01:00
dTimStart: 2008-03-21T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW prior to retrieve the HP drilling riser. Meanwhile prepared tools and lifting equipment, for nippling down the Diverter,BOP and the HPDR. Commenced installation of flood light in derrick.

Time      Wind speed             Wind direction            Sea        Wave direction
                Knots                            deg                      m                    deg
22:00       41/47                             30°                   6.1/9.7              360°
23:00       42/47                             30°                   6.2/9.8                10°
00:00       43/48                             30°                   6.1/9.7              360°

dTimEnd: 2008-03-22T00:00:00+01:00
dTimStart: 2008-03-21T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: