Daily Drilling Report
Well: NO 15/9-F-15 A
Report period: 2009-01-11T00:00:00+01:00 to 2009-01-12T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-12-11T15:00:00+01:00
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-01-12T00:00:00+01:00
dTimDiaHoleStart: 2009-01-08T06:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue RIH with 8½" BHA from 1240m to 3100m. Wash down and commence kick of drilling for new pilot.
hpht: 0
md: 3130
mdCsgLast: 2561.8
mdDiaHoleStart: 4095
mdPlanned: -999.99
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 32
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: WOW. MU 8½" BHA and RIH from surface to 1240m
tightWell: 0
tvdCsgLast: 2416.2
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2009-01-11T22:00:00+01:00
density: 1.3
locationSample: Reserve pit
md: 3130
mudClass: oil based
presBopRating: 690
pv: 24
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8
dTim: 2009-01-11T10:00:00+01:00
density: 1.35
locationSample: Active pit
md: 3130
mudClass: oil based
presBopRating: 690
pv: 28
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 12
Pore pressure:
Survey stations:
Activities:
comments: Continued POOH and lay out 3½" DP from 250 to surface. Pulling speed 143 m/hours.
dTimEnd: 2009-01-11T01:45:00+01:00
dTimStart: 2009-01-11T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor.

dTimEnd: 2009-01-11T02:15:00+01:00
dTimStart: 2009-01-11T01:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Prepared to pick up BHA - removed auto slips, installed masters and bowls, dressed elevators, turned PDM and changed roughneck dies.

dTimEnd: 2009-01-11T03:00:00+01:00
dTimStart: 2009-01-11T02:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Due to wind at 50 knots + no crane operation. Evaluated picking up BHA with PDM - no go due to lengths and components of tubulars.

dTimEnd: 2009-01-11T03:30:00+01:00
dTimStart: 2009-01-11T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather. Wind 50 kts plus. Performed general maintenance.

dTimEnd: 2009-01-11T06:00:00+01:00
dTimStart: 2009-01-11T03:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW. Wind to high for deck crane to operate. Meanwhile prepared alternative solution to transport BHA to drill floor without using the deck crane. Wind 40-50 knots. Performed PM and house keeping.

dTimEnd: 2009-01-11T14:30:00+01:00
dTimStart: 2009-01-11T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Held tool box talk regarding alternative option of picking up the BHA from cantilever with the PDM. Prepared paper work and equipment for picking up the BHA with the PDM.

dTimEnd: 2009-01-11T16:45:00+01:00
dTimStart: 2009-01-11T14:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Held tool box talk and picked up and made up 8½" BHA from cantilever. RIH from surface to 43m. 

dTimEnd: 2009-01-12T00:00:00+01:00
dTimStart: 2009-01-11T16:45:00+01:00
md: 43
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
Lithology and shows: