Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2016-09-30T00:00:00+02:00 to 2016-10-01T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-01T00:00:00+02:00
dTimDiaHoleStart: 2016-09-29T01:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: CONTINUE REPORTING ON 15/9-F-4
hpht: 0
md: -999.99
mdCsgLast: 1201
mdDiaHoleStart: 0
mdPlanned: -999.99
mdPlugTop: 148
mdStrengthForm: 0
presTestType: leak off test
reportNo: 3
ropCurrent: -999.99
strengthForm: 0
sum24Hr: - Installed 13 3/8in EZSV plug
- Set 50m surface cement plug
- N/D diverter and surface riser

CONTINUE REPORTING ON 15/9-F-4
tightWell: 0
tvdCsgLast: 1012
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Performed Pre-job Meeting to run 13 3/8in EZSV plug
dTimEnd: 2016-09-30T00:15:00+02:00
dTimStart: 2016-09-30T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U 13 3/8in EZSV plug to stand of drill pipe. RIH. M/U 2x 3m pups for space out
dTimEnd: 2016-09-30T01:00:00+02:00
dTimStart: 2016-09-30T00:15:00+02:00
md: 55
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: RIH w/ EZSV BHA on 5,5in DP. Tagged top of fish at 200m w/ 1t
dTimEnd: 2016-09-30T01:15:00+02:00
dTimStart: 2016-09-30T01:00:00+02:00
md: 200
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Established circulation and washed the setting area, 550 l/min/ 4 bar. Installed the 13 3/8  EZSV plug at 199,2 m top of plug (35 right hand turns). Load tested the plug with 10t down weight
dTimEnd: 2016-09-30T01:45:00+02:00
dTimStart: 2016-09-30T01:15:00+02:00
md: 200
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: L/D single, P/U and M/U pump in sub and TDS
dTimEnd: 2016-09-30T02:15:00+02:00
dTimStart: 2016-09-30T01:45:00+02:00
md: 196
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Circulated well to sea water at 3400 l/min - 11bar, 50 rpm until clean returns of below 30ppm OIW content. Totally circulated 20m3
dTimEnd: 2016-09-30T02:30:00+02:00
dTimStart: 2016-09-30T02:15:00+02:00
md: 196
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: R/U cement hose and confirmed line up
dTimEnd: 2016-09-30T02:45:00+02:00
dTimStart: 2016-09-30T02:30:00+02:00
md: 199
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Balanced cement plug (148 m - 199 m ): Mixed and pumped 5,0 m3 of 1,95 SG cement slurry, 600 l/min. Displaced the cement with 1800 l of drill water 1000 l/min/ 14 bar. Pulled out of cement to 148m at 2 min/stand. Theoretical TOC 148 m
dTimEnd: 2016-09-30T03:00:00+02:00
dTimStart: 2016-09-30T02:45:00+02:00
md: 199
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: R/D cement hose and pump in sub
dTimEnd: 2016-09-30T03:15:00+02:00
dTimStart: 2016-09-30T03:00:00+02:00
md: 148
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed pup with sponge ball. Staged up pumps to 3100 l/min - 18bar. Circulated 1,5BU. Diverted returns overboard. Observed cement in returns on shakers
dTimEnd: 2016-09-30T04:00:00+02:00
dTimStart: 2016-09-30T03:15:00+02:00
md: 148
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH w/ EZSV running tool. L/D same
dTimEnd: 2016-09-30T04:45:00+02:00
dTimStart: 2016-09-30T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Clean and cleared rig floor
dTimEnd: 2016-09-30T05:00:00+02:00
dTimStart: 2016-09-30T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to handle diverter
dTimEnd: 2016-09-30T05:15:00+02:00
dTimStart: 2016-09-30T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed BX elevators and connected chains to bails. Pulled master bushing and outer ring
dTimEnd: 2016-09-30T05:45:00+02:00
dTimStart: 2016-09-30T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Connected lifting chains to diverter, pulled and secured same in setback area
dTimEnd: 2016-09-30T06:00:00+02:00
dTimStart: 2016-09-30T05:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to L/D surface riser
dTimEnd: 2016-09-30T06:15:00+02:00
dTimStart: 2016-09-30T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Connected bridle to surface riser, pulled and L/D same
dTimEnd: 2016-09-30T06:30:00+02:00
dTimStart: 2016-09-30T06:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed hatch covers for F09 in moonpool
dTimEnd: 2016-09-30T07:00:00+02:00
dTimStart: 2016-09-30T06:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: