Daily Drilling Report
Well: NO 15/9-F-15 B
Report period: 2009-01-17T00:00:00+01:00 to 2009-01-18T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-13T12:15:00+01:00
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-01-18T00:00:00+01:00
dTimDiaHoleStart: 2009-01-15T07:45:00+01:00
distDrill: 0
elevKelly: 54
fixedRig: false
forecast24Hr: Wash down and tag cement at +/-2512 m MD. Drill cement. Initiate kick off. Drill 12 1/4" section to 2600 m MD.
hpht: 0
md: 3497
mdCsgLast: 2560.9
mdDiaHoleStart: 3497
mdPlanned: -999.99
mdPlugTop: 2512
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 5
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Waited on weather. Made up 12 1/4" drilling BHA and RIH with same to 2103 m MD. Washed down from 2103 m to 2440 m MD with 2000 lpm / no WOB.
tightWell: 0
tvd: 3016
tvdCsgLast: 2415.3
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2009-01-17T22:30:00+01:00
density: 1.25
locationSample: Reserve pit
md: 2512
mudClass: oil based
presBopRating: 690
pv: 17
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8
dTim: 2009-01-17T10:00:00+01:00
density: 1.36
locationSample: Active pit
md: 2512
mudClass: oil based
presBopRating: 690
pv: 34
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 13.5
Pore pressure:
Survey stations:
Activities:
comments: POOH with 5" DP from 951 m to 299 m MD. Tripping speed 870 m/hrs.
dTimEnd: 2009-01-17T00:45:00+01:00
dTimStart: 2009-01-17T00:00:00+01:00
md: 299
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Changed from 5" to 5 1/2" handling equipment.
dTimEnd: 2009-01-17T01:00:00+01:00
dTimStart: 2009-01-17T00:45:00+01:00
md: 299
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Held toolbox talk for laying out 3 1/2" DP singles.
dTimEnd: 2009-01-17T01:15:00+01:00
dTimStart: 2009-01-17T01:00:00+01:00
md: 299
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: POOH with 3 1/2" DP singles from 299 m MD to surface. Laid out singles on deck. Tripping speed 133 m/hrs.
dTimEnd: 2009-01-17T03:30:00+01:00
dTimStart: 2009-01-17T01:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Cleared and tidied drillfloor. Changed die carriers in IR. Removed auto slips.
dTimEnd: 2009-01-17T04:30:00+01:00
dTimStart: 2009-01-17T03:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Waited on weather. Winds > 40 knots - cranes down. Meanwhile changed pneumatic control valve on TDS.
dTimEnd: 2009-01-17T06:00:00+01:00
dTimStart: 2009-01-17T04:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather. Winds > 40 knots. Meanwhile worked on TDS pneumatic valve. Planned for making up BHA using PDM, HTS and rollers.
dTimEnd: 2009-01-17T10:45:00+01:00
dTimStart: 2009-01-17T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- wait
state: ok
stateDetailActivity: success
comments: Picked up 12 1/4" Powerdrive exceed with PDM and slings. Placed Powerdrive on rollers and rolled onto HTS. Picked up Powerdrive from HTS and hung off same in rotary. Picked up Powerpulse with PDM and slings and placed same onto roller sections. Rolled Powerpulse onto HTS. Picked up ARC with PDM. Made up ARC to Powerpulse using chaintongs while still laying on rollers/HTS. Rolled BHA onto HTS. Picked up and made up Powerpulse/ARC to Powerdrive. Picked up and made up 2 ea NMDC. Made up jar/DC stand. Made up stand of 8 1/4" DC. Installed totco ring. Made up xover to 5 1/2" HWDP.
dTimEnd: 2009-01-17T16:45:00+01:00
dTimStart: 2009-01-17T10:45:00+01:00
md: 100
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed automatic slips in RT. RIH with 12 1/4" BHA on 5 1/2" HWDP from 100 m to 286 m MD.
dTimEnd: 2009-01-17T17:30:00+01:00
dTimStart: 2009-01-17T16:45:00+01:00
md: 286
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: RIH with 12 1/4" BHA on 5 1/2" DP from 286 m to 609 m MD.
dTimEnd: 2009-01-17T18:00:00+01:00
dTimStart: 2009-01-17T17:30:00+01:00
md: 286
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Filled string. Tested MWD at 2400 lpm / SPP 91 bar - ok.
dTimEnd: 2009-01-17T19:15:00+01:00
dTimStart: 2009-01-17T18:00:00+01:00
md: 609
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: RIH with 12 1/4" BHA on 5 1/2" DP from 609 m to 730 m MD.
dTimEnd: 2009-01-17T19:30:00+01:00
dTimStart: 2009-01-17T19:15:00+01:00
md: 730
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Obtained favoruable wind conditions for manriding. Serviced PRS and TDS.
dTimEnd: 2009-01-17T20:30:00+01:00
dTimStart: 2009-01-17T19:30:00+01:00
md: 730
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with 12 1/4" BHA from 730 m to 1374 m MD. Tripping speed 444 m/hrs.
dTimEnd: 2009-01-17T21:30:00+01:00
dTimStart: 2009-01-17T20:30:00+01:00
md: 1374
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Set up for drifting pipe that was not wiped/cleaned after cementing.
dTimEnd: 2009-01-17T22:00:00+01:00
dTimStart: 2009-01-17T21:30:00+01:00
md: 1374
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with 12 1/4" BHA on 5 1/2" DP from 1374 m to 1859 m MD. Drifted every stand by dropping drift in derrick. Tripping speed 243 m/hrs.
dTimEnd: 2009-01-18T00:00:00+01:00
dTimStart: 2009-01-17T22:00:00+01:00
md: 1859
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
Lithology and shows: