Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-18T00:00:00+02:00 to 2013-09-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-19T00:00:00+02:00
dTimDiaHoleStart: 2013-09-12T18:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run production riser.
Land and lock production riser.
Install Centralisers, boat collision stol and tensioner system.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 20
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Waited on weather.
Ran production riser.
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-18T20:30:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Waiting on weather.

Time:     Significant waveheight:     Wind speed:
00:00     2,5 m                                  14.0 kt
06:00     2,2 m                                    9.0 kt

At 09:40 hrs commenced shut down of production.
At 11:00 hrs production shut down completed.

Meanwhile: 
Pressure tested kill and choke manifold, standpipe manifold, upper and lower IBOPs. 
Performed general maintenance and housekeeping.
Troubleshot leak on TDS oil cooler, repaired same.
Prepared riser guide funnel on deck.
dTimEnd: 2013-09-18T11:00:00+02:00
dTimStart: 2013-09-18T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to run riser guide funnel.
dTimEnd: 2013-09-18T11:15:00+02:00
dTimStart: 2013-09-18T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed riser guide funnel on wellhead.
dTimEnd: 2013-09-18T13:45:00+02:00
dTimStart: 2013-09-18T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited on the crane handling supply vessel.
Meanwhile performed general maintenance and housekeeping.
dTimEnd: 2013-09-18T15:00:00+02:00
dTimStart: 2013-09-18T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to removal of split hatch.
dTimEnd: 2013-09-18T15:15:00+02:00
dTimStart: 2013-09-18T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed split hatch.

Meanwhile:
ROV installed VX ring.
Performed pre-job meeting prior to make up landing string


dTimEnd: 2013-09-18T16:15:00+02:00
dTimStart: 2013-09-18T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed lifting nubbing onto riser tension joint on deck.
dTimEnd: 2013-09-18T17:00:00+02:00
dTimStart: 2013-09-18T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to run riser.
dTimEnd: 2013-09-18T17:15:00+02:00
dTimStart: 2013-09-18T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up tieback connector and stress joint and landed same in rotary.
Picked up and made up riser pup joint to stress joint.
Installed fairings.
Lowered production riser through rotary to test connector.
dTimEnd: 2013-09-18T20:15:00+02:00
dTimStart: 2013-09-18T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Function tested tieback connector.
dTimEnd: 2013-09-18T21:30:00+02:00
dTimStart: 2013-09-18T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up standard riser joint #1 made up to riser pup joint.
Pressure tested flange connection.
dTimEnd: 2013-09-18T23:45:00+02:00
dTimStart: 2013-09-18T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed flange protection fairings.
dTimEnd: 2013-09-19T00:00:00+02:00
dTimStart: 2013-09-18T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: