Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2016-07-15T00:00:00+02:00 to 2016-07-16T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-16T00:00:00+02:00
dTimDiaHoleStart: 2016-07-08T11:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Cut and pull 10 3/4" tie-back casing
- Release tie-back adapter and pull same
- Punch 10 3/4" casing below CH
hpht: 0
md: -999.99
mdCsgLast: 4683.6
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2894
presTestType: formation integrity test
reportNo: 8
ropCurrent: -999.99
sum24Hr: - POOH w/ 5 1/2" DP
- Pulled remaining 7" tubing from 2570 mMD to 1971 mMD
- RIH with tubing on spear on 5 1/2" DP. Tagged TOC at 2894 mMD
- POOH with 5 1/2" DP
- Retrieved MS-T surface seal assy
tightWell: 0
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Pulled 1x stand of DP, M/U BOP cleaning tool. Dropped 2,125in ball to function tool. Sheared at 50bar
dTimEnd: 2016-07-15T00:45:00+02:00
dTimStart: 2016-07-15T00:00:00+02:00
md: 2832
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Flushed BOP, made 4x passes across BOP, circulated at 3500l/min, 20bar
dTimEnd: 2016-07-15T02:00:00+02:00
dTimStart: 2016-07-15T00:45:00+02:00
md: 2832
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH 5,5in DP from 2832 m to 2570 m . Had to pump out as excessive fooaming occured in the trip tank. R/U csg handling equipment.
dTimEnd: 2016-07-15T06:00:00+02:00
dTimStart: 2016-07-15T02:00:00+02:00
md: 2570
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: R/U csg handling equipment
dTimEnd: 2016-07-15T07:00:00+02:00
dTimStart: 2016-07-15T06:00:00+02:00
md: 2570
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for pulling remaining tubing
dTimEnd: 2016-07-15T07:15:00+02:00
dTimStart: 2016-07-15T07:00:00+02:00
md: 2570
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued R/U csg handling equipment
dTimEnd: 2016-07-15T07:30:00+02:00
dTimStart: 2016-07-15T07:15:00+02:00
md: 2570
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with tubing from 2570 mMD to 2510 mMD. Cut control lines. Average pulling speed 4 jnts/hr.
dTimEnd: 2016-07-15T08:45:00+02:00
dTimStart: 2016-07-15T07:30:00+02:00
md: 2510
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Repaired sensor on casing tong.
Meanwhile: Performed housekeeping on drill floor.
dTimEnd: 2016-07-15T09:15:00+02:00
dTimStart: 2016-07-15T08:45:00+02:00
md: 2510
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Continued POOH with tubing from 2510 mMD to 2280 mM. Average pulling speed 7,2 jnts/hr.
dTimEnd: 2016-07-15T12:00:00+02:00
dTimStart: 2016-07-15T09:15:00+02:00
md: 2280
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Greased and inspected casing tong
dTimEnd: 2016-07-15T12:15:00+02:00
dTimStart: 2016-07-15T12:00:00+02:00
md: 2280
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued POOH with tubing from 2280 mMD to 1981 mMD. Average pulling speed 8 jnts/hr
dTimEnd: 2016-07-15T15:30:00+02:00
dTimStart: 2016-07-15T12:15:00+02:00
md: 1981
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled out one additional joint and removed control lines in order to have slick joint through BOP while in slips.
Meanwhile: Performed TBT for R/D csg handling equipment
dTimEnd: 2016-07-15T15:45:00+02:00
dTimStart: 2016-07-15T15:30:00+02:00
md: 1971
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D csg handling equipment
dTimEnd: 2016-07-15T17:45:00+02:00
dTimStart: 2016-07-15T15:45:00+02:00
md: 1971
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor
dTimEnd: 2016-07-15T18:00:00+02:00
dTimStart: 2016-07-15T17:45:00+02:00
md: 1971
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed drops check on TDS.
dTimEnd: 2016-07-15T18:30:00+02:00
dTimStart: 2016-07-15T18:00:00+02:00
md: 1971
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U spear assy from set-back and stabbed into tubing
dTimEnd: 2016-07-15T19:00:00+02:00
dTimStart: 2016-07-15T18:30:00+02:00
md: 1971
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT prior for engaging spear in tubing and tag TOC
dTimEnd: 2016-07-15T19:15:00+02:00
dTimStart: 2016-07-15T19:00:00+02:00
md: 1971
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Engaged spear in 7" tubing
dTimEnd: 2016-07-15T19:30:00+02:00
dTimStart: 2016-07-15T19:15:00+02:00
md: 1971
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed PS-21 slips
dTimEnd: 2016-07-15T19:45:00+02:00
dTimStart: 2016-07-15T19:30:00+02:00
md: 1971
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with tubing on 5 1/2" DP from 1971 mMD to 2764 mMD. Average running speed 528 m/hr.
dTimEnd: 2016-07-15T21:15:00+02:00
dTimStart: 2016-07-15T19:45:00+02:00
md: 2764
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Investigated fault on VFD failure on drawworks motor #3. De-assigned motor #3.
dTimEnd: 2016-07-15T22:15:00+02:00
dTimStart: 2016-07-15T21:15:00+02:00
md: 2764
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: RIH with tubing on 5 1/2" DP from 2764 mMD to 2853 mMD.
dTimEnd: 2016-07-15T22:30:00+02:00
dTimStart: 2016-07-15T22:15:00+02:00
md: 2853
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Established circulation 560 lpm / 13 bar and washed down to 2880 mMD. Set down 10 ton.
dTimEnd: 2016-07-15T23:00:00+02:00
dTimStart: 2016-07-15T22:30:00+02:00
md: 2880
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Stopped pumps. Unable to set down all tubing weight in order to release spear. Continued RIH from 2880 mMD to 2894 mMD. Set down all tubing weight, 60 ton.
Released spear.
dTimEnd: 2016-07-15T23:30:00+02:00
dTimStart: 2016-07-15T23:00:00+02:00
md: 2894
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Dropped drift and POOH with spear assy from 900 mMD to 780 mMD.
dTimEnd: 2016-07-16T00:00:00+02:00
dTimStart: 2016-07-15T23:30:00+02:00
md: 780
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: