Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2016-08-05T00:00:00+02:00 to 2016-08-06T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-08-06T00:00:00+02:00
dTimDiaHoleStart: 2016-07-30T04:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Placed 250m balanced cement plug
- POOH w/ tubing above top of cement and circulated out excess of cement
- While WOC pull tubing, totally of 1100m
- RIH w/ remaining tubing on spear, tag cement. Leave tubing in hole, POOH w/ spear
hpht: 0
md: -999.99
mdCsgLast: 3695
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2700
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 7
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: - Pulled ASV/FLX assembly, L/D same
- Pulled 250m of 7in tbg, L/D same
- RIH w/ spear and pulled 7in tbg out of PBR
- RIH 7in tbg on 5.5in DP
- Circulated well to sea water
tightWell: 0
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Inspected and greased grapple.
R/B spear BHA.
dTimEnd: 2016-08-05T00:30:00+02:00
dTimStart: 2016-08-05T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for R/U csg handling equipment.
dTimEnd: 2016-08-05T00:45:00+02:00
dTimStart: 2016-08-05T00:30:00+02:00
md: 249
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U handling equipment for pulling 7" tubing.
Installed spooler unit.
dTimEnd: 2016-08-05T01:30:00+02:00
dTimStart: 2016-08-05T00:45:00+02:00
md: 249
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled out with ASV/FLX assy.
Installed FMS slips.
L/D ASV/FLX and pup joint.
Performed LRA readings.
dTimEnd: 2016-08-05T02:30:00+02:00
dTimStart: 2016-08-05T01:30:00+02:00
md: 236
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with 7" tubing from 236 to surface. Average pulling speed 8 jnts/hr.
Performed LRA readings every 5th joint.
dTimEnd: 2016-08-05T05:15:00+02:00
dTimStart: 2016-08-05T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed FMS slips and installed master bushing
R/D casing tong.
dTimEnd: 2016-08-05T06:00:00+02:00
dTimStart: 2016-08-05T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U spear BHA (run#13), RIH to 41m
dTimEnd: 2016-08-05T06:15:00+02:00
dTimStart: 2016-08-05T06:00:00+02:00
md: 41
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ spear BHA (run#13) on 5,5in DP from 41 m to 754m. RIH speed 475m/h
dTimEnd: 2016-08-05T07:45:00+02:00
dTimStart: 2016-08-05T06:15:00+02:00
md: 754
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Recorded weights up-92t, down-86t
dTimEnd: 2016-08-05T08:00:00+02:00
dTimStart: 2016-08-05T07:45:00+02:00
md: 754
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Engaged spear, pulled tubing free at 168t hook weight. No indication of pins shearing noticed when tubing went free
dTimEnd: 2016-08-05T08:30:00+02:00
dTimStart: 2016-08-05T08:00:00+02:00
md: 754
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Observed backflow from the tubing. Pulled one stand and monitored backflow. No change
dTimEnd: 2016-08-05T09:00:00+02:00
dTimStart: 2016-08-05T08:30:00+02:00
md: 754
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Continued to POOH wet from 754m to 81m
dTimEnd: 2016-08-05T10:30:00+02:00
dTimStart: 2016-08-05T09:00:00+02:00
md: 81
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min. Stable
dTimEnd: 2016-08-05T10:45:00+02:00
dTimStart: 2016-08-05T10:30:00+02:00
md: 81
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: POOH w/ fish from 81m to 41 m. Meanwhile held TBT for rigging up casing tongs
dTimEnd: 2016-08-05T11:00:00+02:00
dTimStart: 2016-08-05T10:45:00+02:00
md: 41
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Installed casgin tongs over well center, changed PS21 slips to master bushing
dTimEnd: 2016-08-05T12:00:00+02:00
dTimStart: 2016-08-05T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to release spear from the fish
dTimEnd: 2016-08-05T12:15:00+02:00
dTimStart: 2016-08-05T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Released spear and inspected grapple. Grapple in good condition. R/B spear BHA (run#13) in derrick
dTimEnd: 2016-08-05T12:45:00+02:00
dTimStart: 2016-08-05T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Broke off cut. Observed high torque. Changed elevator inserts and pulled out 1x single, removed clamp and L/D same
dTimEnd: 2016-08-05T13:45:00+02:00
dTimStart: 2016-08-05T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and inspected swage before M/U
dTimEnd: 2016-08-05T14:00:00+02:00
dTimStart: 2016-08-05T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: M/U swage. Overtorqued connection due to wrong setting on casing tongs. Broke off swedge and inspected connection. Performed TBT prior to  pull out overtorqued box
dTimEnd: 2016-08-05T15:15:00+02:00
dTimStart: 2016-08-05T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: POOH w/ tubing  with overtorqued box, arranged double securing to box. Set slips, removed double securing to box. Removed clamp and broke off single, L/D same
dTimEnd: 2016-08-05T16:00:00+02:00
dTimStart: 2016-08-05T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Inspected box treads. P/U backup 7in pup w/ expandable plug. Alligned pup over stump, made up 2x turns with chain tong, removed elevators and M/U connection w/ casing tong
dTimEnd: 2016-08-05T17:00:00+02:00
dTimStart: 2016-08-05T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: M/U swedge to 7in tubing
dTimEnd: 2016-08-05T17:30:00+02:00
dTimStart: 2016-08-05T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: R/D casing tong
dTimEnd: 2016-08-05T18:15:00+02:00
dTimStart: 2016-08-05T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: M/U stand of 5.5in DP to swedge. Changed out master bushing to PS21 slips
dTimEnd: 2016-08-05T18:30:00+02:00
dTimStart: 2016-08-05T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH w/ 7in tubing on 5,5in  DP from 1816m to 2541m . Filled pipe every 250m
dTimEnd: 2016-08-05T20:45:00+02:00
dTimStart: 2016-08-05T18:30:00+02:00
md: 2541
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: M/U TDS, RIH to 2578m
dTimEnd: 2016-08-05T21:00:00+02:00
dTimStart: 2016-08-05T20:45:00+02:00
md: 2578
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting for cement operation
dTimEnd: 2016-08-05T21:15:00+02:00
dTimStart: 2016-08-05T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed cement stand, M/U TDS again, installed cement hose. End of tubing is at 2581m before started pumping
dTimEnd: 2016-08-05T22:30:00+02:00
dTimStart: 2016-08-05T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Circulated 45m3 of SW at 3000lpm/89bar. When 40m3 pumped pulled string to 2580m. 0.3% HC gas observed in returns. Circulated additional 10m3 of SW. Totally circulated 55m3 of SW. Pumped 20m3 of wash pill at 2700lpm/76bar
dTimEnd: 2016-08-05T23:15:00+02:00
dTimStart: 2016-08-05T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pressure tested last line connection to pump in sub to 310bar for 3 min. Good test. Bled off pressure to 20bar. Opened LTV and confirmed line up.
dTimEnd: 2016-08-06T00:00:00+02:00
dTimStart: 2016-08-05T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
Lithology and shows: