Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2014-11-23T00:00:00+01:00 to 2014-11-24T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
daysBehind: .7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-11-24T00:00:00+01:00
dTimDiaHoleStart: 2014-11-22T16:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Complete spotting/checking equipment. Handover well from O&M to D&W. Rig up WL equipment.
hpht: 0
md: -999.99
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Spotted WL equipment. Checked equipment together with rig electrician.
tightWell: 0
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather prior to spotting equipment.
dTimEnd: 2014-11-23T01:00:00+01:00
dTimStart: 2014-11-23T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Held toolbox talk with all involved prior to spotting equipment. Meanwhile boat positioned longside rig.
dTimEnd: 2014-11-23T01:30:00+01:00
dTimStart: 2014-11-23T01:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Spotted Altus and Halliburton equipment on pipedeck.
dTimEnd: 2014-11-23T07:00:00+01:00
dTimStart: 2014-11-23T01:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Checked alignment on WL winch and fine tuned add on. Secured same to pipe deck. Pulled cables between the different containers.
dTimEnd: 2014-11-23T12:00:00+01:00
dTimStart: 2014-11-23T07:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Spotted wellhead pump and filled with correct fluid. Connected add on drum together with winch.
Maersk electrician checked WL equipment due to punch list from onshore.
dTimEnd: 2014-11-23T16:30:00+01:00
dTimStart: 2014-11-23T12:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Maersk performed a thorough check of the Altus equipment due to the findings onshore. Meanwhile unpacked equipment from conatiners and prepared for BOP test.
dTimEnd: 2014-11-23T19:00:00+01:00
dTimStart: 2014-11-23T16:30:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: Continued to prepare equipment and hoses for testing of BOP. 
Meanwhile continued to check equipment together with rig electrician.
dTimEnd: 2014-11-23T20:30:00+01:00
dTimStart: 2014-11-23T19:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Performed low pressure test of BOP.
Meanwhile continued to check equipment together with rig electrician.
dTimEnd: 2014-11-24T00:00:00+01:00
dTimStart: 2014-11-23T20:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
Lithology and shows: