Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-07-01T00:00:00+02:00 to 2013-07-02T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-02T00:00:00+02:00
dTimDiaHoleStart: 2013-06-30T14:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run completion.
hpht: 0
md: 4768.7
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 35
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Rigged up to run completion.
Ran completion.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-07-01T11:00:00+02:00
density: 1.32
locationSample: Reserve pit
md: 4770
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14
Pore pressure:
Survey stations:
Activities:
comments: Rigged up cable drums on rigfloor and installed sheave for DHPG.
Prepared completion assembly #1 and #2 on deck.
Performed pre-job meeting with all involved personnel prior to run completion string.
dTimEnd: 2013-07-01T01:30:00+02:00
dTimStart: 2013-07-01T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up and RIH 7" completion from surface to 67 meter.
Assembly #1 with 7" perforated stem and mule shoe.
Assembly #2 with pre installed EVO plug and auto fill valve.
Assembly #3 with BOT Granite packer.
2 ea. plain 7" tubing joints.
Assembly #4 with DHPG.
1 ea. plain 7" tubing joint.

dTimEnd: 2013-07-01T04:00:00+02:00
dTimStart: 2013-07-01T01:30:00+02:00
md: 67
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Terminated cable to Down Hole Temperature and Pressure Gauge.
Function tested DHPG.
dTimEnd: 2013-07-01T05:45:00+02:00
dTimStart: 2013-07-01T04:00:00+02:00
md: 67
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 67 m to 715 m 
Average running speed 4 joints/hr. 
Total rejected joints 2.
Observed trouble with belt on HTS.
dTimEnd: 2013-07-01T20:30:00+02:00
dTimStart: 2013-07-01T05:45:00+02:00
md: 715
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Troubleshoot on HTS belt sensor.
dTimEnd: 2013-07-01T21:00:00+02:00
dTimStart: 2013-07-01T20:30:00+02:00
md: 715
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: RIH with 7" tubing from 715 m to 913 m 
Average running speed 5,5 joints/hr. 
Total rejected joints 2.
dTimEnd: 2013-07-02T00:00:00+02:00
dTimStart: 2013-07-01T21:00:00+02:00
md: 913
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: