Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-17T00:00:00+02:00 to 2008-06-18T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-18T00:00:00+02:00
dTimDiaHoleStart: 2008-06-15T15:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Perform BOP cleaning. BOP test. M/U cleanout assy for 7" liner & 7" PBR tieback/top dress mill, RIH on 5 1/2" DP. MU 10 3/4" casing cleanout assy and RIH on 5 1"2" DP.
 

hpht: 0
md: 3750
mdCsgLast: 3695
mdDiaHoleStart: 3750
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 63
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Set the liner hanger at 2616. Circulated and cement 7" liner. Set packer. Circulated out excess cement. Released running tool, circulated and POOH. LD liner hanger running tool. Ran in with BOP/Surface well head clean out assy. and started cleaning the BOP/Surface well head.  
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-17T22:00:00+02:00
density: 1.36
locationSample: Active pit
md: 3750
mudClass: oil based
presBopRating: 690
pv: 26
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8.5
dTim: 2008-06-17T12:00:00+02:00
density: 1.36
locationSample: Active pit
md: 3750
mudClass: oil based
presBopRating: 690
pv: 27
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8
Pore pressure:
Survey stations:
Activities:
comments: Continued RIH with 7" line on 5½" DP from 2222m to 2665m. Filled every 5'th stand, duration for filling 10-15min. Trip time 443 m/hour.
dTimEnd: 2008-06-17T01:00:00+02:00
dTimStart: 2008-06-17T00:00:00+02:00
md: 2665
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Broke circulation carefully and circulate one liner volume = 21.3 m3, 1300 lpm 48 bars. Took up/down weight 158/140 MT.
dTimEnd: 2008-06-17T02:00:00+02:00
dTimStart: 2008-06-17T01:00:00+02:00
md: 2665
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH with 7" line on 5½" DP from 2665m to 3685 Filled every 5'th stand, duration for filling 10-15min. Trip time 291/hour. Took weight at 3685m
dTimEnd: 2008-06-17T05:30:00+02:00
dTimStart: 2008-06-17T02:00:00+02:00
md: 3685
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Made up to TDS. Broke circulation and washed down from 3680m to 3700m. 450 lpm 38 bars. Washed  through tight spots at 3685m - 3687m and at 3696m. Pressure increased from 38-68 bar at 3700m.
dTimEnd: 2008-06-17T06:00:00+02:00
dTimStart: 2008-06-17T05:30:00+02:00
md: 3
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued washing down from to 3700m. 450 lpm 38 bars. Took 10 mt wt at 3700m. Hole packed off and pump pressure increased from 38 bars to 68 bars.

dTimEnd: 2008-06-17T06:30:00+02:00
dTimStart: 2008-06-17T06:00:00+02:00
md: 3701
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pulled back to 3694m. Circulated well 650 lpm, SPP 40 bars, torque 7-8 kNm. Reciprocated the string during circulation. Evaluated situation with Petek for setting 7" liner shallow to reduce risk and conseqences in continuing working liner to TD..

dTimEnd: 2008-06-17T09:00:00+02:00
dTimStart: 2008-06-17T06:30:00+02:00
md: 3694
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Racked back one double. Installed 6 m pup jnt.

dTimEnd: 2008-06-17T09:15:00+02:00
dTimStart: 2008-06-17T09:00:00+02:00
md: 3690
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up and installed Cmt head.

dTimEnd: 2008-06-17T10:00:00+02:00
dTimStart: 2008-06-17T09:15:00+02:00
md: 3690
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to space out and circulate.

dTimEnd: 2008-06-17T10:15:00+02:00
dTimStart: 2008-06-17T10:00:00+02:00
md: 3690
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Displaced Cmt line to drill water.

dTimEnd: 2008-06-17T10:30:00+02:00
dTimStart: 2008-06-17T10:15:00+02:00
md: 3690
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Established circulation at 3694m: 1220 lpm, 73 bars, 10 rpm, up weight 150 MT.
Simultaneously held tool box prior to perform Cmt job of 7" liner.

dTimEnd: 2008-06-17T11:15:00+02:00
dTimStart: 2008-06-17T10:30:00+02:00
md: 3694
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Dropped ball and chased ball with 460 lpm and 22 bars. Ball seated, applied 161 bars to set Weatherford hanger.

dTimEnd: 2008-06-17T12:00:00+02:00
dTimStart: 2008-06-17T11:15:00+02:00
md: 3695
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Released RT with 8 right hand turn 5 kNm. Slacked of to 100 MT, pressured up to shear out ball seat with 230 bars.
dTimEnd: 2008-06-17T12:15:00+02:00
dTimStart: 2008-06-17T12:00:00+02:00
md: 3695
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Established circulation: 500 lpm - 27 bars, 1000 lpm - 57 bars, 1500 lpm - 108 bars. Reduced flow to 1000 lpm.

dTimEnd: 2008-06-17T12:45:00+02:00
dTimStart: 2008-06-17T12:15:00+02:00
md: 3695
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Circulated bottoms up 1490 lpm, 105 bars, 15 rpm and 9-13 kNm torque.

dTimEnd: 2008-06-17T13:30:00+02:00
dTimStart: 2008-06-17T12:45:00+02:00
md: 3695
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pumped 5m³ Base oil - 15m³ spacer - 4m³ OBM.

dTimEnd: 2008-06-17T14:00:00+02:00
dTimStart: 2008-06-17T13:30:00+02:00
md: 3695
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Closed IBOP had 11 bars behind IBOP. Opened the Cmt head low torque valve and re-set flag. Released bottom plug.

dTimEnd: 2008-06-17T14:30:00+02:00
dTimStart: 2008-06-17T14:00:00+02:00
md: 3695
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Mixed and pumped 22.6m³ cmt. Rotated the string 20 rpm 8-13 kNm. Displaced lines from Cmt unit to Cmt head with 890 litres of fresh water. 

dTimEnd: 2008-06-17T15:00:00+02:00
dTimStart: 2008-06-17T14:30:00+02:00
md: 3695
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Displaced cmt with mud pumps at 1200 LPM. Plug bumped at 2229 stroks. Pressured up to 150 bars and held for 2 min. Pump efficiency 96%. 

dTimEnd: 2008-06-17T15:45:00+02:00
dTimStart: 2008-06-17T15:00:00+02:00
md: 3695
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Bled down to 15 bars on stand pipe manifold. Bled back rest to Cmt unit checked for back flow.

dTimEnd: 2008-06-17T16:00:00+02:00
dTimStart: 2008-06-17T15:45:00+02:00
md: 3695
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Set packer as per Weatherford instruction. Picked up new pick up weight 150 MT + 4.2 m and slackt of to 100 MT. Observed sheare at 20 MT. Picked up to neutral weight 140 MT.
dTimEnd: 2008-06-17T16:15:00+02:00
dTimStart: 2008-06-17T16:00:00+02:00
md: 3695
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Verified line up and pressure tested packer to 310 bars with 1.36 SG OBM. Pumped 1344 litres returns 1305 litres. 

dTimEnd: 2008-06-17T17:15:00+02:00
dTimStart: 2008-06-17T16:15:00+02:00
md: 3695
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Released RT as per Weatherford instructions. Circulated bottoms up 2000 lpm 87 bars. Reduced pump rate due to spacer and cmt at shakers.

dTimEnd: 2008-06-17T18:00:00+02:00
dTimStart: 2008-06-17T17:15:00+02:00
md: 2616
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed two sponge balls in string.

dTimEnd: 2008-06-17T18:15:00+02:00
dTimStart: 2008-06-17T18:00:00+02:00
md: 2616
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Circulated DP clean up at 2000 lpm 72 bars.
dTimEnd: 2008-06-17T19:30:00+02:00
dTimStart: 2008-06-17T18:15:00+02:00
md: 2616
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Flow checked well, well static. Simultaneously held tool box talk prior to lay out Cmt head.

dTimEnd: 2008-06-17T20:00:00+02:00
dTimStart: 2008-06-17T19:30:00+02:00
md: 2616
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pumped 5m³ slug 1.67 SG. 

dTimEnd: 2008-06-17T20:15:00+02:00
dTimStart: 2008-06-17T20:00:00+02:00
md: 2616
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cleared and cleaned the rig floor

dTimEnd: 2008-06-17T20:45:00+02:00
dTimStart: 2008-06-17T20:15:00+02:00
md: 2616
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Broke out and laid out the Cmt head with 6 pup.
dTimEnd: 2008-06-17T22:00:00+02:00
dTimStart: 2008-06-17T20:45:00+02:00
md: 2616
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with 7" line hanger RT 5½" DP from 2616m to 1122m. Trip time 747 m/hour

dTimEnd: 2008-06-18T00:00:00+02:00
dTimStart: 2008-06-17T22:00:00+02:00
md: 1122
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: