Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-31T00:00:00+01:00 to 2014-01-01T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-01T00:00:00+01:00
dTimDiaHoleStart: 2013-12-30T04:45:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 7" tubing to 237 m.
P/U and M/U completion assembly #3 (SLB gauge carrier).
RIH w/ 7" tubing and cable.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 47
ropCurrent: -999.99
sum24Hr: WOW to lay out 7" tubing and R/U for running completion.
R/U for running completion.
P/U and M/U completion assemblies #1 and #2.
RIH with 7" tubing to 107 m.
tightWell: 0
tvd: 3212.3
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: WOW to lay out 7" tubing. Wind speed above crane limit (50 - 60 kts).

Meanwhile R/U SLB reel on rigfloor.
dTimEnd: 2013-12-31T03:30:00+01:00
dTimStart: 2013-12-31T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: R/U for running completion and layed out 7" tubing.
R/U Baker reel on rig floor, installed Weatherford slips.
dTimEnd: 2013-12-31T07:00:00+01:00
dTimStart: 2013-12-31T03:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: R/U for running completion and layed out 7" tubing.
SLB prepared equipment on rig floor. Installed and function tested Weatherford power tong and slips.

Worked supply vessel in weather window and P/U remaining lifts, offloaded brine and backloaded slops. Released vessel.
dTimEnd: 2013-12-31T17:00:00+01:00
dTimStart: 2013-12-31T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT prior to run completion.
dTimEnd: 2013-12-31T17:15:00+01:00
dTimStart: 2013-12-31T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Experienced platform shut-down. Restarted power supply for drilling systems.
dTimEnd: 2013-12-31T18:00:00+01:00
dTimStart: 2013-12-31T17:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: WOW to P/U completion assembly #1 (SAM and perforated pup). Wind speed above crane limit.
dTimEnd: 2013-12-31T20:30:00+01:00
dTimStart: 2013-12-31T18:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Lifted completion assembly #1 on HTS. Attempted to P/U assembly. 
Experienced malfunction of Weatherford elevator open/close function.
Troubleshot w/o success. Changed out to Maersk elevator.
dTimEnd: 2013-12-31T21:30:00+01:00
dTimStart: 2013-12-31T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: P/U and RIH completion assembly #1. M/U 7" tubing with installed EVO plug (assembly #2) to same and RIH to 18,8 m.
dTimEnd: 2013-12-31T22:00:00+01:00
dTimStart: 2013-12-31T21:30:00+01:00
md: 18.8
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U 7" tubing joint and completion assembly #3 (Baker packer). RIH to 37 m.
dTimEnd: 2013-12-31T23:00:00+01:00
dTimStart: 2013-12-31T22:00:00+01:00
md: 37
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" 29 ppf 13%CrS-110 VamTop tubing from 37 m to 107 m. Average 6 joints/hr.
dTimEnd: 2014-01-01T00:00:00+01:00
dTimStart: 2013-12-31T23:00:00+01:00
md: 107
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: