Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2007-11-03T00:00:00+01:00 to 2007-11-04T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-11-04T00:00:00+01:00
dTimDiaHoleStart: 2007-10-23T08:30:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Stop to clean rig for 12 hours. Change wire on PRS.  LD BOP surface riser joint. 
hpht: 0
md: 2770
mdCsgLast: 2760.5
mdDiaHoleStart: 1363
mdPlanned: -999.99
mdStrengthForm: 1363
presTestType: formation integrity test
reportNo: 28
ropCurrent: -999.99
strengthForm: 1.53
sum24Hr: Tested RTTS to 180 bar/10 min from below and above. Displaced to SW above RTTS. Cleaned surface lines and C/K hoses. POOH. Jetted BOP. Drained riser. ND diverter and BOP. Installed claxton tool. 
tightWell: 0
tvd: 2607.6
tvdCsgLast: 2598.7
tvdStrengthForm: 1336.5
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2007-11-03T21:00:00+01:00
density: 1.4
locationSample: Active pit
md: 2770
mudClass: oil based
presBopRating: 0
pv: 29
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 11.5
Pore pressure:
dTim: 2007-11-04T00:00:00+01:00
equivalentMudWeight: 1.03
md: 2770
readingKind: estimated
Survey stations:
Activities:
comments: POOH with wear bushing running string.
dTimEnd: 2007-11-03T01:00:01+01:00
dTimStart: 2007-11-03T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7 stds of 5 1/2" DP. MU and RIH with 10 3/4" RTTS with storm valve on 5 1/2" DP to 350 m MD. Up weight 91 MT / Down weight 87 MT. Weight under RTTS is 10.2 MT (bouyant).
dTimEnd: 2007-11-03T05:15:01+01:00
dTimStart: 2007-11-03T01:00:01+01:00
md: 350
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Resiprocated string and circulated with 100 lpm to clean setting area. Installed plug according to Halliburton procedure with element at 350 m MD. Lined up to test RTTS to 180 bar/10 min from below.
dTimEnd: 2007-11-03T06:00:00+01:00
dTimStart: 2007-11-03T05:15:01+01:00
md: 350
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Tested RTTS packer to 180 bar / 10  min from below.
dTimEnd: 2007-11-03T07:30:00+01:00
dTimStart: 2007-11-03T06:00:00+01:00
md: 349
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Released from RTTS with 22 turns to the left. PU from 349 m to 332 m and spaced out tool joint below LPR.  Tested RTTS packer to 180 bar / 10  min from above against closed lower pipe ram.
dTimEnd: 2007-11-03T08:30:00+01:00
dTimStart: 2007-11-03T07:30:00+01:00
md: 349
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH with RTTS running tool assembly from 332 m to 348 m MD. Circulated 1 x btms up, 2000 lpm / 11 bar.
dTimEnd: 2007-11-03T09:30:00+01:00
dTimStart: 2007-11-03T08:30:00+01:00
md: 348
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to displacing well  to SW. Lined up and flushed surface lines and choke & kill hoses. Displaced well above RTTS to SW, 2000 lpm / 12 bar. Used 10 m3 baseoil as spacer.
dTimEnd: 2007-11-03T12:00:00+01:00
dTimStart: 2007-11-03T09:30:00+01:00
md: 348
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH with RTTS running tool assembly from 348 m.
dTimEnd: 2007-11-03T13:15:00+01:00
dTimStart: 2007-11-03T12:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: MU jetting sub and RIH to jet BOP, 2000 lpm / 9 bar / 10 rpm. POOH with jetting tool and LO same.
dTimEnd: 2007-11-03T14:00:00+01:00
dTimStart: 2007-11-03T13:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Took time-out for safety to investigate doghouse being hit by unidentified projectile. Ascertain that dowel pin on dog collar sheared off and struck window at high speed.
dTimEnd: 2007-11-03T14:45:00+01:00
dTimStart: 2007-11-03T14:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RIH to 28 m. MU side entry sub and TIW. Closed annular. Pumped air through choke line and displaced riser contents to trip tank. RD side entry sub and TIW. POOH from 28 m.
dTimEnd: 2007-11-03T16:30:00+01:00
dTimStart: 2007-11-03T14:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Held tool box meeting prior to ND diverter. Removed elevators and RU for pulling diverter. Pulled diverter to rig floor. Removed and secured diverter housing on pipe set-back. ND and pulled slick joint.
dTimEnd: 2007-11-04T00:00:00+01:00
dTimStart: 2007-11-03T16:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: