Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-16T00:00:00+01:00 to 2009-02-17T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-17T00:00:00+01:00
dTimDiaHoleStart: 2009-02-16T11:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue RIH with clean out assy. Commence well cleaning prior to run completion.
hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 29
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: POOH with Weatherford 7" liner hanger tool to 2131m. Slip and cut drill line. Repaired junction block gland on upper aft PRS. Completed POOH with Weatherford 7" liner hanger tool. RIH with clean out assy to 1399m.
tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued POOH with 7" liner hanger RT from 2766m to 2131m. Pulling speed 635 m/hour.

dTimEnd: 2009-02-16T07:00:00+01:00
dTimStart: 2009-02-16T06:00:00+01:00
md: 2131
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pumped 5m³ 1.60 SG slug.

dTimEnd: 2009-02-16T07:15:00+01:00
dTimStart: 2009-02-16T07:00:00+01:00
md: 2131
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed kick drill: 60 sec. Cleared and cleaned rig floor prior to slip & cut drill line. Meanwhile removed ps-21 slips and installed master bushings.

dTimEnd: 2009-02-16T08:00:00+01:00
dTimStart: 2009-02-16T07:15:00+01:00
md: 2131
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box prior to slip and cut drill line.

dTimEnd: 2009-02-16T08:15:00+01:00
dTimStart: 2009-02-16T08:00:00+01:00
md: 2131
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Commenced slip & cut drill line as per procedure.

dTimEnd: 2009-02-16T11:15:00+01:00
dTimStart: 2009-02-16T08:15:00+01:00
md: 2131
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Continued slip and cut. De-isolated draw works & calibrate block, activated crown-o-matic, set @ 55mt.

dTimEnd: 2009-02-16T11:45:00+01:00
dTimStart: 2009-02-16T11:15:00+01:00
md: 2131
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: operation failed
comments: Held tool box talk and repaired junction block gland on upper aft PRS. De-isolated TDS, draw works, PRS.

dTimEnd: 2009-02-16T14:30:00+01:00
dTimStart: 2009-02-16T11:45:00+01:00
md: 2131
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Held tool box talk and installed PS21 slips. Continued to POOH from 2131m to 135m. Laid out pup joint. Pulling speed 614m/hour.

dTimEnd: 2009-02-16T17:45:00+01:00
dTimStart: 2009-02-16T14:30:00+01:00
md: 135
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk and removed PS21 slips and installed master bushing.

dTimEnd: 2009-02-16T18:00:00+01:00
dTimStart: 2009-02-16T17:45:00+01:00
md: 135
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued to pull HWDP from 135m to 13.5m. Laid out 2 x joints HWDP & hanger running tool.
dTimEnd: 2009-02-16T19:00:00+01:00
dTimStart: 2009-02-16T18:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor.

dTimEnd: 2009-02-16T19:15:00+01:00
dTimStart: 2009-02-16T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk and laid out 7" liner hanger RT.

dTimEnd: 2009-02-16T20:00:00+01:00
dTimStart: 2009-02-16T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up cement head to break out pup jt. Laid out cement head and pup jt.

dTimEnd: 2009-02-16T20:30:00+01:00
dTimStart: 2009-02-16T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to run Jet  sub for cleaning the BOP.
dTimEnd: 2009-02-16T20:45:00+01:00
dTimStart: 2009-02-16T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and made up Jet sub. RIH and washed the BOP. Function the BOP and washed again. POOH and laid out Jet sub.

dTimEnd: 2009-02-16T22:00:00+01:00
dTimStart: 2009-02-16T20:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and changed inserts in elevators to 3½" DP. 

dTimEnd: 2009-02-16T22:30:00+01:00
dTimStart: 2009-02-16T22:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up and made up cleanout assy#1 and #2 and RIH  from rotary to 13m.

dTimEnd: 2009-02-16T23:15:00+01:00
dTimStart: 2009-02-16T22:30:00+01:00
md: 13
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed dies inserts for 3½" in iron rough neck.

dTimEnd: 2009-02-16T23:45:00+01:00
dTimStart: 2009-02-16T23:15:00+01:00
md: 13
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up 3½" DP from cantilever and RIH in singles from 13m to 36m.

dTimEnd: 2009-02-17T00:00:00+01:00
dTimStart: 2009-02-16T23:45:00+01:00
md: 36
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: