Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-01-24T00:00:00+01:00 to 2009-01-25T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-01-25T00:00:00+01:00
dTimDiaHoleStart: 2009-01-18T22:00:00+01:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 10 3/4" casing to 2562 m MD. Install FAC tool and spider elevator. Run 10 3/4" casing stands to 2770 m MD. Install 10 3/4" casing hanger. Rig down casing running equipment. RIH with casing on HWDP landing string. Pick up cement head and land 10 3/4" casing hanger in wellhead at 140 m MD.
hpht: 0
md: 2920
mdCsgLast: 2561.8
mdDiaHoleStart: 2575
mdPlanned: -999.99
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 7
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: RIH with 9 5/8" casing from 300 m to 783 m MD. 9 5/8" casing joint rolled of from HTS rollers. Halted operations for investigation and safety brief. Ran 9 5/8" casing to 1113 m MD. Changed to 10 3/4" handling equipment. Installed casing x-over. RIH with 10 3/4" casing from 1113 m to 1580 m MD.
tightWell: 0
tvd: 2748
tvdCsgLast: 2416.2
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: RIH with 9 5/8" 53,5# 13Cr80 VamTop HCNA casing from 300 m to 357 m MD. Installed centralizers. Filled casing every 5th joint with OBM.
dTimEnd: 2009-01-24T07:00:00+01:00
dTimStart: 2009-01-24T06:00:00+01:00
md: 357
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk / handover meeting.
dTimEnd: 2009-01-24T07:15:00+01:00
dTimStart: 2009-01-24T07:00:00+01:00
md: 357
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" 53,5# 13Cr80 VamTop HCNA casing from 357 m to 460 m MD. Installed centralizers. Filled casing every 5th joint.
dTimEnd: 2009-01-24T09:00:00+01:00
dTimStart: 2009-01-24T07:15:00+01:00
md: 460
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" 53,5# 13Cr 80 VamTop HCNA casing from 460 m to 714 m MD. Filled casing every 5th joint with OBM.
dTimEnd: 2009-01-24T12:00:00+01:00
dTimStart: 2009-01-24T09:00:00+01:00
md: 714
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rejected make-up of joint #47. Broke out joint - inspected and found damage on pin and box threads. Laid out joint #47. Broke and laid out joint #48.
dTimEnd: 2009-01-24T13:00:00+01:00
dTimStart: 2009-01-24T12:00:00+01:00
md: 702
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" 53,5# 13Cr 80 VamTop HCNA casing from 702 m to 783 m MD. A 9 5/8" joint unexpectedly tilted off of the HTS roller section.
dTimEnd: 2009-01-24T14:15:00+01:00
dTimStart: 2009-01-24T13:00:00+01:00
md: 783
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held time out for safety and troubleshoting after a 9 5/8" casing joint was driven off of the HTS power rollers. Made up and ran 9 5/8" casing joint on HTS, installed swadge and kelly cock. Investigated incident. The 9 5/8" was tilted resting on the roller frame and the deck. The area in which the casing joint tilted was barriered off according to standard procedure for running HTS/PDM. Revised practice for picking up casing until further notice, i.e. only one joint on HTS rollers and HTS at the time.
dTimEnd: 2009-01-24T19:15:00+01:00
dTimStart: 2009-01-24T14:15:00+01:00
md: 795
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Held toolbox talk for continued casing running.
dTimEnd: 2009-01-24T19:30:00+01:00
dTimStart: 2009-01-24T19:15:00+01:00
md: 795
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with 9 5/8" 53,5# 13Cr 80 VamTop HCNA casing from 795 m to 1113 m MD. Filled casing every 10th joint with OBM.
dTimEnd: 2009-01-25T00:00:00+01:00
dTimStart: 2009-01-24T19:30:00+01:00
md: 1113
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: