Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-08-02T00:00:00+02:00 to 2008-08-03T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-03T00:00:00+02:00
dTimDiaHoleStart: 2008-08-02T01:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Scrape packer setting area. Dress and polish PBR. Inflow test liner using well commissioner and base oil. Pump wash pills, clean well and displace to packer fluid. Clean surface lines and pits. Pressure test well to 345 bar.
hpht: 0
md: 3792
mdCsgLast: 3790.1
mdDiaHoleStart: 3792
mdPlanned: -999.99
mdPlugTop: 3754
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 34
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Made up and ran 7" x 9 5/8" x 10 3/4" cleaning string from surface to 3654 m MD.
tightWell: 0
tvd: 3247
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-08-02T15:30:00+02:00
density: 1.44
locationSample: Active pit
md: 3792
mudClass: oil based
presBopRating: 345
pv: 26
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10
dTim: 2008-08-02T22:30:00+02:00
density: 1.45
locationSample: Active pit
md: 3792
mudClass: oil based
presBopRating: 345
pv: 25
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10.5
Pore pressure:
Survey stations:
Activities:
comments: Picked up well protector assy and hung off same in rotary. RIH with well protector on 5 1/2" DP to 170 m MD. Made up magnet / 11" jet-sub assy.
dTimEnd: 2008-08-02T02:15:00+02:00
dTimStart: 2008-08-02T01:15:00+02:00
md: 170
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH and Jetted accross BOP with 1500 lpm / 10 bar SPP.
dTimEnd: 2008-08-02T02:30:00+02:00
dTimStart: 2008-08-02T02:15:00+02:00
md: 190
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Spaced out and located jet sub underneath BOP. Functioned BOP pipe rams and annular.
dTimEnd: 2008-08-02T02:45:00+02:00
dTimStart: 2008-08-02T02:30:00+02:00
md: 190
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Reciprocated string and made 3 passes across BOP with jet sub.
dTimEnd: 2008-08-02T03:00:00+02:00
dTimStart: 2008-08-02T02:45:00+02:00
md: 190
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH on 5 1/2" DP from 190 m to 310 m MD. Made up TDS to each stand. Washed drilling riser with 1800-3000 lpm while running in.
dTimEnd: 2008-08-02T04:00:00+02:00
dTimStart: 2008-08-02T03:00:00+02:00
md: 310
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with wellprotector / jet sub on 5 1/2" DP from 310 m MD to surface. Laid out jet sub and well protector. Recovered approx 300 g swarf and cuttings in well protector (1-5 cm).
dTimEnd: 2008-08-02T05:30:00+02:00
dTimStart: 2008-08-02T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged up for running 3 1/2" DP. Changed dies in IR. Changed inserts in DP elevator. Prepared PS-21 slips. Lifted cleaning assy #1 and #2 onto HTS.
dTimEnd: 2008-08-02T06:00:00+02:00
dTimStart: 2008-08-02T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed dies in IR. Cleared and tidied drillfloor. Picked up and hung off cleaning assy #1 - 6" PDC bit and pup in manual slips. Picked up and made up cleaning assy #2 - 7" razor back / well sweep magnets.
dTimEnd: 2008-08-02T07:00:00+02:00
dTimStart: 2008-08-02T06:00:00+02:00
md: 12
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held toolbox / handover meeting.
dTimEnd: 2008-08-02T07:30:00+02:00
dTimStart: 2008-08-02T07:00:00+02:00
md: 12
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Reconfigured HTS rollers on cantilever. Removed masterbushing and installed PS-21 slips in rotary.
dTimEnd: 2008-08-02T07:45:00+02:00
dTimStart: 2008-08-02T07:30:00+02:00
md: 12
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up 3 1/2" singles from deck and RIH with cleaning assemblies from 12 m to 559 m MD. Observed that  a 3 1/2" DP single was caught by the PDM and dislogded on the HTS rolles.
dTimEnd: 2008-08-02T11:00:00+02:00
dTimStart: 2008-08-02T07:45:00+02:00
md: 559
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Took time out for safety. Investigated situation. Probable cause was that the pipe was staggered relative to the rest when being picked up, or that it had bounced off the rollers when the PDM grip was released.
dTimEnd: 2008-08-02T12:15:00+02:00
dTimStart: 2008-08-02T11:00:00+02:00
md: 559
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued picking up 3 1/2" singles and RIH with cleaning assemblies from 559 m to 910 m MD.
dTimEnd: 2008-08-02T14:15:00+02:00
dTimStart: 2008-08-02T12:15:00+02:00
md: 910
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held toolbox talk. Changed from 3 1/2" to 5 1/2" handing equipment. Changed die-holders and dies in IR. Placed cleaning assy #3 - top-dress/polish mill / well commissioner / 9 5/8" razor back / wellsweep magnets, on HTS.
dTimEnd: 2008-08-02T14:45:00+02:00
dTimStart: 2008-08-02T14:15:00+02:00
md: 910
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up and made up celaning assembly #3. Picked up and made up cleaning assembly #4 - MFCT / well patroller / wellsweep magnets.
dTimEnd: 2008-08-02T15:45:00+02:00
dTimStart: 2008-08-02T14:45:00+02:00
md: 950
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Made up stand of 5 1/2" DP. Made up TDS. Broke circulation and stepped up pumps to 1000 lpm / 88 bar SPP. Took up/down weights 82/85 MT.
dTimEnd: 2008-08-02T16:00:00+02:00
dTimStart: 2008-08-02T15:45:00+02:00
md: 991
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to slip and cut drill line.
dTimEnd: 2008-08-02T16:30:00+02:00
dTimStart: 2008-08-02T16:00:00+02:00
md: 991
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Hung off travelling block. Slipped and cut drill line according to Mærsk procedure. Meanwhile worked on AFT PRS.
dTimEnd: 2008-08-02T20:30:00+02:00
dTimStart: 2008-08-02T16:30:00+02:00
md: 991
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Picked up travelling block.
dTimEnd: 2008-08-02T20:45:00+02:00
dTimStart: 2008-08-02T20:30:00+02:00
md: 991
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Calibrated travelling block.
dTimEnd: 2008-08-02T21:00:00+02:00
dTimStart: 2008-08-02T20:45:00+02:00
md: 991
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: RIH with cleaning assemblies on 5 1/2" DP from 991 m to 1554 m MD. Meanwhile rigged up casing tong for doing paralell operations.
dTimEnd: 2008-08-02T22:30:00+02:00
dTimStart: 2008-08-02T21:00:00+02:00
md: 1554
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Scraped and cleaned VBM plug setting depth in 9 5/8" casing at 640 m MD +/- 15 m. Made 2 passes with scrapers circulating at 1900 lpm / SPP 270 bar. Observed hydraulic leakaged from elevator.
dTimEnd: 2008-08-02T23:00:00+02:00
dTimStart: 2008-08-02T22:30:00+02:00
md: 1584
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Not able to access leakage point. Changed DP elevator.
dTimEnd: 2008-08-02T23:30:00+02:00
dTimStart: 2008-08-02T23:00:00+02:00
md: 1594
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with cleaning assemblies on 5 1/2" DP from 1594 m to 1748 m MD.
dTimEnd: 2008-08-03T00:00:00+02:00
dTimStart: 2008-08-02T23:30:00+02:00
md: 1748
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: