Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-28T00:00:00+01:00 to 2009-03-01T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-03-01T00:00:00+01:00
dTimDiaHoleStart: 2009-02-27T06:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Complete commission XMT. Rig up WL riser and BOP's and test same. 
hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 41
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: Completed installation of flow line. Pressured test XMT.
tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued rigging and installation of flow line spool and flow line at WH.

Parallel activity: 
Pressure tested WL BOP's on stump 345 bars 10 min. 
Continued changing out calliper brakes on AFT PRS.
Calibrated load/tension sell for 7/16" WL cable. 

dTimEnd: 2009-02-28T04:00:00+01:00
dTimStart: 2009-02-28T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued installation of flow line at WH.

Parallel activity: 
Continued changing out calliper brakes on AFT PRS.
Prepared WL equipment to go in the Moon Pool. 
Removed the big hatch for the Moon Pool.
dTimEnd: 2009-02-28T06:00:00+01:00
dTimStart: 2009-02-28T04:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued rigging and install flow line spool and flow line at WH.

Parallel activity: 
Continued changing out calliper brakes on AFT PRS                        

dTimEnd: 2009-02-28T07:00:00+01:00
dTimStart: 2009-02-28T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued installation of flow line at WH.

Parallel activity:
Held TOFS (Time out for safety) with crew in relation to dropped object.

dTimEnd: 2009-02-28T07:15:00+01:00
dTimStart: 2009-02-28T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Supported and stabilized XMT due to installation of flow line. Removed blind hub from flow line.

Parallel activity:
Spotted wire line BOP's and other equipment in Moon pool.

dTimEnd: 2009-02-28T10:00:00+01:00
dTimStart: 2009-02-28T07:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed flow line hose on to flow line spool. Made up same. 

Parallel activity:
Continued spotting wire line equipment in Moon pool.

dTimEnd: 2009-02-28T13:30:00+01:00
dTimStart: 2009-02-28T10:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed blind hub KWV and connected 5k hose. Lined up to pressure test XMT.

dTimEnd: 2009-02-28T14:30:00+01:00
dTimStart: 2009-02-28T13:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk/operations meeting.

dTimEnd: 2009-02-28T14:45:00+01:00
dTimStart: 2009-02-28T14:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Hook up control line remote controlled panel. Flushed through lines from cement unit to XMT.

dTimEnd: 2009-02-28T15:00:00+01:00
dTimStart: 2009-02-28T14:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed line test against KWV. 35/345 bars 5/10 min. Opened KWV and pressure tested the XMT + test of VG63 ring from the inside against dart in BPV 35/345 bars/ 5/10 min.
dTimEnd: 2009-02-28T15:30:00+01:00
dTimStart: 2009-02-28T15:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Bled off pressure and perform inflow test against swab and PWV 35/220 bars 5/10 min.

dTimEnd: 2009-02-28T16:15:00+01:00
dTimStart: 2009-02-28T15:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk with production personnel prior to test flow line. 

Parallel activity:
Marked flow line support frame for modification.

dTimEnd: 2009-02-28T17:15:00+01:00
dTimStart: 2009-02-28T16:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Flushed through XMT to closed drain system. Unable to maintain pressure at 50 bars, continued pumping at 15-33 lpm to maintain pressure. Performed low pressure test 10 minutes. Increased pressure to 115bars maintaining 20-33 lpm 10 min.

dTimEnd: 2009-02-28T18:45:00+01:00
dTimStart: 2009-02-28T17:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Bled off and closed PWV. Run tugger down to tree and pull tree cap. 

dTimEnd: 2009-02-28T19:00:00+01:00
dTimStart: 2009-02-28T18:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held TOFS (Time out for safety) with crew in relation to dropped object.

dTimEnd: 2009-02-28T19:15:00+01:00
dTimStart: 2009-02-28T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and pulled dart and BPV. Installed tree cap.

dTimEnd: 2009-02-28T21:00:00+01:00
dTimStart: 2009-02-28T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Positioned flow line support frame for F15A below F10 hatch. Prepared to lift hatch F10 and removed flow line support frame for modification.

dTimEnd: 2009-02-28T21:30:00+01:00
dTimStart: 2009-02-28T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and removed F10 hatch and lifted/transferred flow line support frame from WH to heavy tool store for modification. 
Simultaneously held tool box talk prior to inflow test MMV, HMV and TWV.

dTimEnd: 2009-02-28T23:00:00+01:00
dTimStart: 2009-02-28T21:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: BOT & Vetco instrumentation connected line to XMT. Verified correct line up from cement unit with 10 bars against TWV.

dTimEnd: 2009-02-28T23:30:00+01:00
dTimStart: 2009-02-28T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered Well Dynamic chemical pump down to weather deck.

dTimEnd: 2009-03-01T00:00:00+01:00
dTimStart: 2009-02-28T23:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: