Daily Drilling Report
Well: NO 15/9-F-1 A
Report period: 2013-08-28T00:00:00+02:00 to 2013-08-29T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-20T05:00:00+02:00
dateDrillComplete: 2013-08-29
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-08-29T00:00:00+02:00
dTimDiaHoleStart: 2013-08-26T22:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 12 1/4" BHA on 5 1/2" DP.
Perform choke drill.
Reduce MW to 1,28 SG.
Drill cement and kick-off section to F-1 B.
hpht: 0
md: 2545
mdCsgLast: 2595.4
mdDiaHoleStart: 3682
mdPlanned: -999.99
mdPlugTop: 2545
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 6
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: POOH with cement stinger. L/D 3 1/2" singles to deck. 
RIH and flushed 5 1/2" DP stands.
Tested BOP.
P/U and M/U 12 1/4" BHA.
tightWell: 0
tvdCsgLast: 2446.8
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-08-28T05:00:00+02:00
density: 1.32
locationSample: Flowline
md: 2545
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
dTim: 2013-08-28T12:00:00+02:00
density: 1.32
locationSample: Active pit
md: 2600
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
Pore pressure:
Survey stations:
Activities:
comments: Pulled out of cement to 2545 m MD. Pulled dry, 2 - 3 min/stand.
dTimEnd: 2013-08-28T00:15:00+02:00
dTimStart: 2013-08-28T00:00:00+02:00
md: 2545
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Circulated out excess cement and spacer 2500 l/min/ 172 bar, 60 rpm.
dTimEnd: 2013-08-28T01:45:00+02:00
dTimStart: 2013-08-28T00:15:00+02:00
md: 2545
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH 2 stand, installed 2 sponge balls.
dTimEnd: 2013-08-28T02:00:00+02:00
dTimStart: 2013-08-28T01:45:00+02:00
md: 2430
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Circulated B/U and flushed string, 3300 l/min/ 255 bar at 120 rpm.
dTimEnd: 2013-08-28T03:30:00+02:00
dTimStart: 2013-08-28T02:00:00+02:00
md: 2430
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH w/ 3 1/2" cement stinger on 5 1/2"  DP.
dTimEnd: 2013-08-28T05:30:00+02:00
dTimStart: 2013-08-28T03:30:00+02:00
md: 317
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Changed to 3 1/2"  handling equipment.
dTimEnd: 2013-08-28T06:00:00+02:00
dTimStart: 2013-08-28T05:30:00+02:00
md: 317
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: L/D 33 joints of 3 1/2  cement stinger.
dTimEnd: 2013-08-28T07:30:00+02:00
dTimStart: 2013-08-28T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Changed to 5 1/2"  handling equipment, cleanend rigfloor.
dTimEnd: 2013-08-28T08:00:00+02:00
dTimStart: 2013-08-28T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH to 1220 m with cement contaminated 5 1/2" stands.
dTimEnd: 2013-08-28T10:15:00+02:00
dTimStart: 2013-08-28T08:00:00+02:00
md: 1220
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Installed two sponge balls and flushed string, circ. 1,5 x string volume.
dTimEnd: 2013-08-28T11:00:00+02:00
dTimStart: 2013-08-28T10:15:00+02:00
md: 1220
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: POOH 5 1/2" stands and R/B same.
dTimEnd: 2013-08-28T12:45:00+02:00
dTimStart: 2013-08-28T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Removed PS21 slips, installed master bushing. Cleaned and cleared rigfloor. Function tested shear ram.
dTimEnd: 2013-08-28T13:00:00+02:00
dTimStart: 2013-08-28T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to run BOP test tool.
dTimEnd: 2013-08-28T13:15:00+02:00
dTimStart: 2013-08-28T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: M/U jet sub and BOP test tool. RIH w/ test tool. Jetted BOP/wellhead area at 138 m with 1500 lpm, 15 bar. Landed BOP test tool in wellhead. Meanwhile lined up and tested line to 20/345 bar 5/5 min.
dTimEnd: 2013-08-28T14:30:00+02:00
dTimStart: 2013-08-28T13:15:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Displaced BOP to water using cement unit.
dTimEnd: 2013-08-28T14:45:00+02:00
dTimStart: 2013-08-28T14:30:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Tested BOP pipe rams and annular to 20 bar/ 5 min and 345 bar/ 10 min. Tested kill and choke lines to 20 bars /  5 min and 345 bar/ 10 min with water.
dTimEnd: 2013-08-28T19:15:00+02:00
dTimStart: 2013-08-28T14:45:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Opened BOP and displaced same with OBM.
dTimEnd: 2013-08-28T19:30:00+02:00
dTimStart: 2013-08-28T19:15:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: POOH and L/D BOP test tool. R/D handling equipment and cleared rig floor.
dTimEnd: 2013-08-28T20:30:00+02:00
dTimStart: 2013-08-28T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to M/U BHA.
dTimEnd: 2013-08-28T20:45:00+02:00
dTimStart: 2013-08-28T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: P/U and M/U 12 1/4"  BHA in moduls as per Baker DD instructions
dTimEnd: 2013-08-28T22:00:00+02:00
dTimStart: 2013-08-28T20:45:00+02:00
md: 32
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Plugged into tools and verfied same.
dTimEnd: 2013-08-28T23:00:00+02:00
dTimStart: 2013-08-28T22:00:00+02:00
md: 32
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U 12 1/4""  BHA including HWDP as per Baker DD instructions.
Changed out one HWDP, damaged box observed.
dTimEnd: 2013-08-29T00:00:00+02:00
dTimStart: 2013-08-28T23:00:00+02:00
md: 100
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: