Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-08-07T00:00:00+02:00 to 2008-08-08T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-08T00:00:00+02:00
dTimDiaHoleStart: 2008-08-05T21:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Remove RLGF and move same to F-9. Land TBC/production riser. Lock TBC. Install tensioner assembly on Centralizer deck and transfer tension to tensioner cylinders. Cut riser at wellhead deck. Rig down riser running equipment. Install 13 5/8" wellhead.
hpht: 0
md: 3792
mdCsgLast: 3790.1
mdDiaHoleStart: 3792
mdPlanned: -999.99
mdPlugTop: 3754
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 39
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Laid out 2 ea HPDR joints. Transferred F-5 coflex hose to XMT deck. Prepared for running production riser. Ran production riser and entered riser guide funnel with TBC.
tightWell: 0
tvd: 3247
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-08-07T22:30:00+02:00
density: 1.03
locationSample: Reserve pit
md: 3790
mudClass: other
presBopRating: 345
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Laid out 2nd double with simultaneous lift by deck crane and TDS
dTimEnd: 2008-08-07T00:30:00+02:00
dTimStart: 2008-08-07T00:00:00+02:00
md: 77
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with HPDR double to 49 m. Removed fairings. Hung off HPDR in riser spider.
dTimEnd: 2008-08-07T01:00:00+02:00
dTimStart: 2008-08-07T00:30:00+02:00
md: 49
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke connection using bolt tensioner tools. Installed handling flange type C on 4th double - std joint#2 and lower pup joint.
dTimEnd: 2008-08-07T02:45:00+02:00
dTimStart: 2008-08-07T01:00:00+02:00
md: 49
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with HPDR to 24 m. Checked zink anodes. Checked inside TBC for VX ring - none. Removed fairings. Hung off HPDR in riser spider.
dTimEnd: 2008-08-07T04:15:00+02:00
dTimStart: 2008-08-07T02:45:00+02:00
md: 24
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke connection using bolt tensioner tools. Installed handling flange type C on 5th double - std joint#1, lower pup joint and TBC. Meanwhile removed tension ring 002 and installed tension ring for PR riser (10008802) on Centralizer deck.
dTimEnd: 2008-08-07T06:00:00+02:00
dTimStart: 2008-08-07T04:15:00+02:00
md: 24
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Laid out 4th double with simultaneous lift by deck crane and TDS.
dTimEnd: 2008-08-07T07:00:00+02:00
dTimStart: 2008-08-07T06:00:00+02:00
md: 24
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbox talk / handover meeting prior to laying out 5th double.
dTimEnd: 2008-08-07T07:15:00+02:00
dTimStart: 2008-08-07T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH 5th double - std joint #1, lower pup and TBC to surface. Laid out 5th double with simultaneous lift by deck crane and TDS.
dTimEnd: 2008-08-07T08:30:00+02:00
dTimStart: 2008-08-07T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned and tided drillfloor.
dTimEnd: 2008-08-07T09:00:00+02:00
dTimStart: 2008-08-07T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbox talk for transfering F-5 production coflex hose to XMT deck.
dTimEnd: 2008-08-07T09:15:00+02:00
dTimStart: 2008-08-07T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Transferred production coflex hose from drillfloor to XMT deck using tuggers.
dTimEnd: 2008-08-07T10:15:00+02:00
dTimStart: 2008-08-07T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbox talk for picking up production riser and re-arranging hatches in wellherad module.
dTimEnd: 2008-08-07T10:30:00+02:00
dTimStart: 2008-08-07T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed hatches on slot F-10. Re-arranged/built scaffolding barriers around F-5 and F-10. Configured riser spider for running production riser.
dTimEnd: 2008-08-07T11:00:00+02:00
dTimStart: 2008-08-07T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up 1st joint - TBC and stress joint, with simultaneous lift by deck crane and TDS. Chekcked / re-arranged guidwire clamp.
dTimEnd: 2008-08-07T11:30:00+02:00
dTimStart: 2008-08-07T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with TBC stress joint and hung off in riser spider. Picked up 1st double - lower pup joint and std joint #1 with simulatneous lift by deck crane and TDS. Removed handling flange on 1 st joint. Made up connection using bolt tensioner tools. Tested flange to 3000 psi through test port - ok. Installed bolt caps and fairings. Attached guidewire slings and fore-runner on TBC / stress joint.
dTimEnd: 2008-08-07T15:00:00+02:00
dTimStart: 2008-08-07T11:30:00+02:00
md: 12
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with production riser to 20 m. Function trested TBC and performed pre-operational checks according to Vetco procedure.
dTimEnd: 2008-08-07T17:15:00+02:00
dTimStart: 2008-08-07T15:00:00+02:00
md: 20
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with production riser to put guidewire clamp in convenient working height at Centealizer deck. Caught guidewires and attached to ROV hooks/slings on guidewire clamp. Ran guidewires indivdually to 2 m above riser guide funnel at seabed. RIH to 37 m and hung off production riser in riser spider.
dTimEnd: 2008-08-07T18:15:00+02:00
dTimStart: 2008-08-07T17:15:00+02:00
md: 37
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up 2nd double - 2 ea standard joints with simulatneous lift by deck crane and TDS. Removed handling tool type E from 1st double.
dTimEnd: 2008-08-07T18:45:00+02:00
dTimStart: 2008-08-07T18:15:00+02:00
md: 37
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up connection using bolt tensioner tools. Tested flange to 3000 psi through test port - ok. Installed bolt caps and fairings.
dTimEnd: 2008-08-07T20:45:00+02:00
dTimStart: 2008-08-07T18:45:00+02:00
md: 37
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with production riser to 66 m. Hung off production riser in riser spider. Removed handling flange type E. Exhaust fumes on drillfloor.
dTimEnd: 2008-08-07T21:30:00+02:00
dTimStart: 2008-08-07T20:45:00+02:00
md: 66
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Recessed operations due to exhaust fumes on drillfloor.
dTimEnd: 2008-08-07T22:00:00+02:00
dTimStart: 2008-08-07T21:30:00+02:00
md: 66
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Picked up 3rd double - lower std joint #2 and splash zone jnt with simulatneous lift by deck crane and TDS.
dTimEnd: 2008-08-07T22:30:00+02:00
dTimStart: 2008-08-07T22:00:00+02:00
md: 66
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up connection using bolt tensioner tools. Tested flange to 3000 psi through test port - ok. Installed bolt caps and fairings.
dTimEnd: 2008-08-08T00:00:00+02:00
dTimStart: 2008-08-07T22:30:00+02:00
md: 66
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: