Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2008-03-17T00:00:00+01:00 to 2008-03-18T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
daysBehind: 8
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-03-18T00:00:00+01:00
dTimDiaHoleStart: 2008-03-17T16:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pressure test the GTV plug from above, 345 bars 10 min. Retrieve the bore protector. Install the 10 3/4" lock down sub. Nipple down Diverter and BOP.
hpht: 0
md: 3510
mdCsgLast: 3508
mdDiaHoleStart: 3510
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 71
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: POOH with clean out BHA's. Had to stop the operation several times, due to exhaust fumes blowing into the rig floor from the production gas turbines. MU and RIH with 9 5/8" GTV plug. Set GTV plug at 614.5m mid.elements. Leak tested from below to 380 bars 10 mins.
tightWell: 0
tvd: 3138.8
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2008-03-17T22:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: 3508
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
dTim: 2008-03-17T15:00:00+01:00
density: 1.45
locationSample: Reserve pit
md: 3508
mudClass: oil based
presBopRating: 690
pv: 30
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 9
Pore pressure:
dTim: 2008-03-18T00:00:00+01:00
equivalentMudWeight: 1.08
md: 3508
readingKind: measured
Survey stations:
Activities:
comments: Continued POOH with 3½" DP and laid out in singles from 735m to 475m.
dTimEnd: 2008-03-17T03:30:00+01:00
dTimStart: 2008-03-17T00:00:00+01:00
md: 475
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Stopped POOH due to exhaust from the production turbine blowing into the rig floor. Installed safety valve on to the 3½" DP. Monitored well on the trip tank.
dTimEnd: 2008-03-17T06:00:00+01:00
dTimStart: 2008-03-17T03:30:00+01:00
md: 475
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Continued waiting due to exhaust fumes blowing into the rig floor.
dTimEnd: 2008-03-17T07:00:00+01:00
dTimStart: 2008-03-17T06:00:00+01:00
md: 474
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Held tool box talk and continued POOH with 3½" DP and washing string. Laid out 3½" DP in singles.

dTimEnd: 2008-03-17T11:00:00+01:00
dTimStart: 2008-03-17T07:00:00+01:00
md: 10
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Commenced to rig up 5½" DP handling equipment, found that the Razor back could not fit into the basket. Rigged back up the 3½" handling equipment. 

dTimEnd: 2008-03-17T11:15:00+01:00
dTimStart: 2008-03-17T11:00:00+01:00
md: 10
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Shut down operation due to exhaust fumes blowing into the rig floor. Meanwhile held tool box talk prior to installation of the GTV plug. 
Meanwhile continued making up the flow line at WH for F-7. Prepared for nippling of BOP.
dTimEnd: 2008-03-17T15:45:00+01:00
dTimStart: 2008-03-17T11:15:00+01:00
md: 10
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Broke out the Razor back assy and laid out same.

dTimEnd: 2008-03-17T16:15:00+01:00
dTimStart: 2008-03-17T15:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed to 5½" handling equipment and picked up the GTV RT/GTV plug.

dTimEnd: 2008-03-17T17:00:00+01:00
dTimStart: 2008-03-17T16:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Prepared for RIH with the GTV plug on 5½" HWDP.

dTimEnd: 2008-03-17T17:15:00+01:00
dTimStart: 2008-03-17T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Shut down operation due to exhaust fumes blowing into the rig floor.

dTimEnd: 2008-03-17T20:30:00+01:00
dTimStart: 2008-03-17T17:15:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: RIH with the GTV plug on 5½" HWDP from surface to 44m.
dTimEnd: 2008-03-17T21:00:00+01:00
dTimStart: 2008-03-17T20:30:00+01:00
md: 44
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Shut down operation due to exhaust fumes blowing into the rig floor.
dTimEnd: 2008-03-17T21:30:00+01:00
dTimStart: 2008-03-17T21:00:00+01:00
md: 44
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: RIH with the GTV plug on 5½" HWDP from 44m to 564m
dTimEnd: 2008-03-17T23:45:00+01:00
dTimStart: 2008-03-17T21:30:00+01:00
md: 564
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Shut down operation due to exhaust fumes blowing into the rig floor.
dTimEnd: 2008-03-18T00:00:00+01:00
dTimStart: 2008-03-17T23:45:00+01:00
md: 564
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
Lithology and shows: