Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-03-10T00:00:00+01:00 to 2013-03-11T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
daysBehind: 2.5
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-03-11T00:00:00+01:00
dTimDiaHoleStart: 2013-03-07T19:00:00+01:00
diaHole: 36
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Fish remaining 36" BHA from well.
hpht: 0
md: 208
mdDiaHoleStart: 146
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 4
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Evaluated situation and planned fishing job. Completed Enviro unit installation and sputted Wireline unit.
Next 24 hrs: Fish remaining 36" BHA from well.
tightWell: 0
tvd: 208
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2013-03-10T20:00:00+01:00
density: 1.03
locationSample: Active pit
md: 165
mudClass: water based
presBopRating: 345
pv: -999.99
type: Spud mud
visFunnel: 120
yp: -999.99
dTim: 2013-03-10T10:00:00+01:00
density: 1.4
locationSample: Reserve pit
md: 207
mudClass: water based
presBopRating: 345
pv: -999.99
type: Spud Mud
visFunnel: 100
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Evaluated situation and investigated further to determine details of fish in hole and laying on sea bed. Using a serial no. observed on top of fish at template funnel identified that the upper most part of the fish was a 9 11/16" OD wear sleeve which forms the upper part of 11 3/4" stabilizer on the OnTrack tool.    
Length of fish in hole re-calculated to be 11,90 m, approximately 4-5 ton (in air).
Length of BHA on seabed estimated to be 46.62 m. approximately 7 ton (in air).
dTimEnd: 2013-03-10T06:00:00+01:00
dTimStart: 2013-03-10T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: operation failed
comments: Evaluated situation and discussed same with town. Prepared plans for various fishing scenerios and  mobilized additional equipment. Sent spud boat Olimpic Torres to town to collect additional fishing equipment. Additional fisherman arrived at rig onboard helicopter at 19:51 hrs.

Meanwhile: Completed Enviro Unit installation. Pulled ROV back on deck, adjusted to acheive neutral bouyancy, serviced equipment and upgraded software prior to installation of Digiquartz depth sensor. Performed general rig maintanence.
dTimEnd: 2013-03-10T22:00:00+01:00
dTimStart: 2013-03-10T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: operation failed
comments: Worked on preparation of fishing operation risk assesment.
Fishing equipment ETA. 10:30 hrs.
dTimEnd: 2013-03-11T00:00:00+01:00
dTimStart: 2013-03-10T22:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: operation failed
Lithology and shows: