Daily Drilling Report
Well: NO 15/9-F-7
Report period: 2007-10-10T00:00:00+02:00 to 2007-10-11T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-05-01T00:00:00+02:00
dateDrillComplete: 2007-10-04
daysBehind: 5.5
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-10-11T00:00:00+02:00
dTimDiaHoleStart: 2007-10-08T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 1085
mdCsgLast: 828.2
mdDiaHoleStart: 1083
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 27
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Continued RIH with ESP on 7 5/8" tubing from 760 m to 800 m. Installed the tubing hanger and released from same. N/D the diverter and the riser. Installed the Tubing Bonnet, spacer spool and ball valve assembly. Leak tested cable penetrator seals in tubing bonnet to 69 bar (1000 psi). Leak tested the tubing bonnet cavity to 69 bar (1000 psi).  

tightWell: 0
tvd: 1077
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 139.7
Drilling fluid:
dTim: 2007-10-10T15:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 1083
mudClass: other
presBopRating: 0
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued RIH with ESP on 7 5/8" tubing from 500 m to 760 m. Installed cable clamps every joint.  Checked the Phoenix connection every hours.
dTimEnd: 2007-10-10T06:00:00+02:00
dTimStart: 2007-10-10T00:00:00+02:00
md: 760
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Continued RIH with ESP on 7 5/8" tubing from 760 m to 800 m. Installed cable clamps every joint.
dTimEnd: 2007-10-10T07:00:00+02:00
dTimStart: 2007-10-10T06:00:00+02:00
md: 800
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Changed to 5½" DP inserts. Picked up, made up tubing hanger and installed cable clamp.
dTimEnd: 2007-10-10T07:30:00+02:00
dTimStart: 2007-10-10T07:00:00+02:00
md: 800
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged down the casing handling equipment and the casing tong.
dTimEnd: 2007-10-10T09:00:00+02:00
dTimStart: 2007-10-10T07:30:00+02:00
md: 800
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke the fast connection. Orientated the tubing hanger by rotating hanger. Made up the fast connection to 17.7 kNm.
dTimEnd: 2007-10-10T11:30:00+02:00
dTimStart: 2007-10-10T09:00:00+02:00
md: 800
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed the PS-21 slips and installed master bushing.
dTimEnd: 2007-10-10T12:00:00+02:00
dTimStart: 2007-10-10T11:30:00+02:00
md: 800
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lower the tubing hanger down to suitable working height. Installed the penetrator in tubing hanger. Leak tested the penetrator o-rings to 69 bars (1000 psi) for 10 minutes.
dTimEnd: 2007-10-10T12:45:00+02:00
dTimStart: 2007-10-10T12:00:00+02:00
md: 800
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Spliced the cable to pigtail, as per Schlumberger splicing procedure.
dTimEnd: 2007-10-10T16:15:00+02:00
dTimStart: 2007-10-10T12:45:00+02:00
md: 800
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Checked the electrical connection and rigged down the splicing equipment
dTimEnd: 2007-10-10T16:45:00+02:00
dTimStart: 2007-10-10T16:15:00+02:00
md: 800
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up and leak tested the penetrator o-rings to 69 bars (1000 ps)i for 10 minutes.
dTimEnd: 2007-10-10T17:15:00+02:00
dTimStart: 2007-10-10T16:45:00+02:00
md: 800
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed the master bushing and ran in with the tubing hanger.
dTimEnd: 2007-10-10T18:00:00+02:00
dTimStart: 2007-10-10T17:15:00+02:00
md: 800
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Checked the electrical connection. Installed the master bushing continued running in with the tubing hanger. Landed the tubing hanger at the mark from the dummy run. 20.61 m.
dTimEnd: 2007-10-10T18:30:00+02:00
dTimStart: 2007-10-10T18:00:00+02:00
md: 826
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected the tubing hanger running tool by rotating the landing string to the right  9 turns. Pulled out the tubing hanger running tool.
dTimEnd: 2007-10-10T20:00:00+02:00
dTimStart: 2007-10-10T18:30:00+02:00
md: 826
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: N/D the diverter and the riser and laid out the riser.

dTimEnd: 2007-10-11T00:00:00+02:00
dTimStart: 2007-10-10T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: