Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-08-19T00:00:00+02:00 to 2008-08-20T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-20T00:00:00+02:00
dTimDiaHoleStart: 2008-08-19T03:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Waiting for production to shut down - coordinated towards Sleipner, operations transferred to F-99. Estimated start up 21th of August at 24:00.
hpht: 0
md: 3792
mdCsgLast: 3790.1
mdDiaHoleStart: 3792
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 51
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Continued installing spacer spool. Waited for production to shut down - coordinated towards Sleipner, operations transferred to F-99.
tightWell: 0
tvd: 3247
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-08-19T16:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3793
mudClass: other
presBopRating: 345
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued setting BOP on stump.
dTimEnd: 2008-08-19T00:15:00+02:00
dTimStart: 2008-08-19T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Connected slings to riser joint and removed scaffolding on NT2 connection in moonpool.
dTimEnd: 2008-08-19T02:00:00+02:00
dTimStart: 2008-08-19T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected NT2 connector on riser joint and pulled riser jnt to rig floor using double lift. Installed master bushings on rig floor and hatch on weather deck. LD riser joint.
dTimEnd: 2008-08-19T03:15:00+02:00
dTimStart: 2008-08-19T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected control lines from communication collar and hoisted same to rig floor through hole in half-moon hatch in moonpool. Installed anti vibration ring on TH. Removed one control line exit block on multi bowl. Unwrapped required length of CL around TH neck and fed control line through dedicated port on multi bowl. Fed high pressure packings and fittings onto CL and MU fittings to threads in multi bowl. Installed dart in BPV in TH by hand. Installed 137 VG seal ring on top of multi bowl and VG 63 seal ring on top of TH.
dTimEnd: 2008-08-19T05:00:00+02:00
dTimStart: 2008-08-19T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Removed master bushings on rig floor and one half-moon of hatch in moonpool. Lowered spacer spool down from rig floor with TDS and 6 MT tugger (dual lift) until NT2 box connector landed out on top of WH. MU locking dogs until connection leveled out. MU actuation screws with 800 ft-lbs.
dTimEnd: 2008-08-19T06:00:00+02:00
dTimStart: 2008-08-19T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Continued MU actuation screws with 800 ft-lbs. Disconnected slings and removed same. 

Pressure tested and energized BT seals through ports 7/8. Tested VG 63 connection trough test port 9/10 to 35 bar/5 min.

Tested TH void, grafoil seals and BT seals 35/380 bar for 5/10 min via test port 5/6.

MU ferrule swagelock fittings for CL. Installed seal rings and CL exit block. Installed seal ring on top of spacer spool.

Meanwhile cleaned cantiliver before laying out 7 5/8" tubing.

*** Operations transferred to F-99 ***
dTimEnd: 2008-08-19T07:30:00+02:00
dTimStart: 2008-08-19T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
Lithology and shows: