Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-26T00:00:00+02:00 to 2013-10-27T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 8.2
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-27T00:00:00+02:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Waiting on weather. Meanwhile: Install 9 5/8" EZSV.
hpht: 0
md: 2637
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 68
ropCurrent: -999.99
sum24Hr: Pulled out of hole with 8 1/2" Clean-out bit to surface. Waiting on weather. Meanwhile: Performed general rig maintenance. Removed debris around template with ROV.
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-26T10:00:00+02:00
density: 1.21
locationSample: Flowline
md: 0
mudClass: oil based
presBopRating: 345
pv: 40
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 9.5
dTim: 2013-10-26T22:00:00+02:00
density: 1.21
locationSample: Active pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
Pore pressure:
Survey stations:
Activities:
comments: POOH with 8 1/2" Clean-out bit from 1900 m to 1835 m. Engaged top-drive and broke circulation 2500 lpm, 96 bar, 80 RPM, 8 - 11 kNm. Circulated bottoms up while reciprocating string in 9 5/8" EZSVB setting area from 1825 m to 1835 m.
dTimEnd: 2013-10-26T00:30:00+02:00
dTimStart: 2013-10-26T00:00:00+02:00
md: 1825
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped slug and Filled trip-tank.
dTimEnd: 2013-10-26T01:15:00+02:00
dTimStart: 2013-10-26T00:30:00+02:00
md: 1817
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" Clean-out bit from 1817 m to surface on 5 1/2" DP and HWDP.
dTimEnd: 2013-10-26T04:30:00+02:00
dTimStart: 2013-10-26T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Laid down 8 1/2" bit. Cleared and cleaned rig floor. Performed general rig maintenance.
dTimEnd: 2013-10-26T06:00:00+02:00
dTimStart: 2013-10-26T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed genereal rig maintenanec. Removed worn cement hose from cement manifold. ROV removed debris around template.
dTimEnd: 2013-10-27T00:00:00+02:00
dTimStart: 2013-10-26T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: