Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-07-03T00:00:00+02:00 to 2008-07-04T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-07-04T00:00:00+02:00
dTimDiaHoleStart: 2008-07-03T02:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Change Schlumberger wifer/surface equipment. Perforate interval #1 on WL and tractor. Rig up for perforation run#2 on WL and RIH to perforation depth.
hpht: 0
md: 3750
mdCsgLast: 3695
mdDiaHoleStart: 3761
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 79
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Leak test rig up 30/185 bar 5/10 min. RIH with perforation run#1 on WL to 3400 m. Correlated to shooting depth. Trouble shoot Schlumberger communication problem with downhole tools.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-07-03T00:00:00+02:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-07-04T00:00:00+02:00
equivalentMudWeight: 1.02
md: 3006
readingKind: measured
Survey stations:
Activities:
comments: Commissioned XMT.

Meanwhile :
-Cleaned drillfloor
-Maintenance on diverter
dTimEnd: 2008-07-03T02:45:00+02:00
dTimStart: 2008-07-03T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to pressure testing WL rig up.
dTimEnd: 2008-07-03T03:00:00+02:00
dTimStart: 2008-07-03T02:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Lined up cement unit. Performed line test against KWV on XMT 30/345 bar 5/10 min - ok. Bled off pressure in line to cement unit. Bled off pressure in XMT to closed drain.
dTimEnd: 2008-07-03T03:30:00+02:00
dTimStart: 2008-07-03T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Hooked up local control on XMT. Removed hydraulic tube from HMV and drained hydraulic fluid. Hooked up and tested DHSV control hose to hose on XMT, tested to 520 bar / 10 min - ok. Hooked up HMV control hose and valve block. Had problems with leaking fitting on instrument valve block on HMV control hose. Reterminated fitting and tested hose 207 bar / 15 min - ok.
dTimEnd: 2008-07-03T06:00:00+02:00
dTimStart: 2008-07-03T03:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Leak tested rig up to rig floor to 30/185 bar 5/10 min using cmt pump and packer fluid. Ok. Bled off pressure to zero. Meanwhile held tool box talk for PU WL lubricator.
dTimEnd: 2008-07-03T08:00:00+02:00
dTimStart: 2008-07-03T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Lifted in pre-made lubricator assembly from cantiliver to rig floor using crane and conveyer belt. Lifted lubricator vertically using T-bar in TDS and lifting slings. RU Welltech WL-tractor assembly in lower riser and GR-CCL, shock absorber and cable head in upper riser. MU entire toolstring and lifted into toolcatcher. MU lubricator to lower riser.
dTimEnd: 2008-07-03T11:45:00+02:00
dTimStart: 2008-07-03T08:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Opened SV (43 turns) and filled riser and lubricator with packer fluid using cmt pump. Meanwhile hoisted down bracket from XMT
dTimEnd: 2008-07-03T12:15:00+02:00
dTimStart: 2008-07-03T11:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Leak tested rig up to 30/185 bar 5/10 min using cmt pump and packer fluid. Ok.
dTimEnd: 2008-07-03T13:30:00+02:00
dTimStart: 2008-07-03T12:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Drained riser and flushed lines from cmt unit to closed drain with MEG.
dTimEnd: 2008-07-03T15:45:00+02:00
dTimStart: 2008-07-03T13:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Worked to free WL toolstring from toolcatcher.
dTimEnd: 2008-07-03T16:45:00+02:00
dTimStart: 2008-07-03T15:45:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- rig up/down
state: ok
stateDetailActivity: equipment failure
comments: Lowered orientating weight and 30 ft gun section into lower riser section and hung off in C-plate. Filled riser with 200 ltrs of Ramex. Connected and armed perforating guns according to Schlumberger procedure.
dTimEnd: 2008-07-03T18:00:00+02:00
dTimStart: 2008-07-03T16:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Filled riser/lubricator with 180 ltrs of 100% MEG using cmt unit. Leak tested in-situ sub to 30/185 bar 5/10 min using Seawell pumpe and 100% MEG. Ok.
dTimEnd: 2008-07-03T19:00:00+02:00
dTimStart: 2008-07-03T18:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Open HMV and SV (43 turns). Equalized and opened DHSV. RIH with BHA #1 to perforate interval #1 from surface to 250 m. Powered up logging unit with guns 70 m below seabed.
dTimEnd: 2008-07-03T19:45:00+02:00
dTimStart: 2008-07-03T19:00:00+02:00
md: 250
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH with BHA #1 from 250 to 3081,5 m. PU 50 m every 500 m due to new cable. Ran carefully through DHSV and pulled back up to confirm that it was fully open. Up weigh 480kg / hanging weight 466 kg at 493 m MDRT. Weights while RIH was according to tension simulations. Correlated and adjusted depth by 1 m before starting tractor.
dTimEnd: 2008-07-03T23:15:00+02:00
dTimStart: 2008-07-03T19:45:00+02:00
md: 3081.5
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Powered up WL tractor and continued RIH with BHA #1 to perforate interval #1 from 3081,5 to 3400 m. Running speed 12 m/min.
dTimEnd: 2008-07-04T00:00:00+02:00
dTimStart: 2008-07-03T23:15:00+02:00
md: 3400
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: