Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-05T00:00:00+02:00 to 2014-04-06T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-06T00:00:00+02:00
dTimDiaHoleStart: 2014-04-05T12:15:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pulling 7" EVO plug. R/D wire line equipment. POOH with TBG HGR running tool and landingstring. Remove communication collar. Install BPV plug in tubing hanger. Nipple down diverter, BOP and surface riser. Lift down coflex production lines to XMT deck.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 44
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RIH with 7" completion string 29 ppf slick joints to 2920 m. P/U landing sting and performed space out to 2931 m. M/U tubing hanger. Rih with 7" liner/ HGR to 2930.9m and land off hanger in well head. Circlated down EVO ball. Performed lowpressure tubing test and function test of DHSV.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-04-05T21:00:00+02:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Pressure tested line/connection to 520/345 bar.
dTimEnd: 2014-04-05T01:30:00+02:00
dTimStart: 2014-04-05T00:00:00+02:00
md: 2440
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" completion string 29 ppf slick joints from 2440 m to 2808 m.  Average 7 joints/hr.
dTimEnd: 2014-04-05T06:00:00+02:00
dTimStart: 2014-04-05T01:30:00+02:00
md: 2808
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" completion string 29 ppf slick joints from 2808 m to 2867 m.  Average 5 joints/hr.
dTimEnd: 2014-04-05T07:00:00+02:00
dTimStart: 2014-04-05T06:00:00+02:00
md: 2867
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with crew prior to run 7" completion string.
dTimEnd: 2014-04-05T07:15:00+02:00
dTimStart: 2014-04-05T07:00:00+02:00
md: 2867
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" completion string 29 ppf slick joints from 2867 m to 2920 m.  Average 4 joints/hr. 
Counted number of tubing left on deck prior to P/U landing string.
dTimEnd: 2014-04-05T08:30:00+02:00
dTimStart: 2014-04-05T07:15:00+02:00
md: 2920
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U landing sting. M/U TDS to string. Took up/down weight, 186/149 ton.
dTimEnd: 2014-04-05T09:00:00+02:00
dTimStart: 2014-04-05T08:30:00+02:00
md: 2920
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with crew prior to preform space out and enter PBR.
dTimEnd: 2014-04-05T09:15:00+02:00
dTimStart: 2014-04-05T09:00:00+02:00
md: 2920
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Broke circulation with 200 lpm, 0,2 bar. RIH with landing string, stopped pumping when increased observed on STDP. Bleed off pressure. Continued RIH and landed off at 2931 m. Sheared no-go with 8 ton.
dTimEnd: 2014-04-05T09:30:00+02:00
dTimStart: 2014-04-05T09:15:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Pulled back and L/O landing string.
dTimEnd: 2014-04-05T09:45:00+02:00
dTimStart: 2014-04-05T09:30:00+02:00
md: 2920
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Changed handling equipment.
dTimEnd: 2014-04-05T10:00:00+02:00
dTimStart: 2014-04-05T09:45:00+02:00
md: 2920
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to rearrange sheaves for control line cables.
dTimEnd: 2014-04-05T10:15:00+02:00
dTimStart: 2014-04-05T10:00:00+02:00
md: 2920
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Rearrange sheaves to allow winch to be used to remove casing slips.
dTimEnd: 2014-04-05T11:00:00+02:00
dTimStart: 2014-04-05T10:15:00+02:00
md: 2920
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Removed casing slips from rotary and installed bushings.
dTimEnd: 2014-04-05T12:00:00+02:00
dTimStart: 2014-04-05T11:00:00+02:00
md: 2920
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: L/O joint # 20.
dTimEnd: 2014-04-05T12:15:00+02:00
dTimStart: 2014-04-05T12:00:00+02:00
md: 2908
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U tubing hanger.
dTimEnd: 2014-04-05T13:00:00+02:00
dTimStart: 2014-04-05T12:15:00+02:00
md: 2908
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Terminated control lines according to GE procedure.
dTimEnd: 2014-04-05T15:30:00+02:00
dTimStart: 2014-04-05T13:00:00+02:00
md: 2908
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed C plate and landed tubing hanger in C plate.
dTimEnd: 2014-04-05T15:45:00+02:00
dTimStart: 2014-04-05T15:30:00+02:00
md: 2909
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested lines to 35 bar/5 min. 450 bar/10 min.
dTimEnd: 2014-04-05T17:30:00+02:00
dTimStart: 2014-04-05T15:45:00+02:00
md: 2909
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed communication collar and control lines according to GE procedure.
dTimEnd: 2014-04-05T18:30:00+02:00
dTimStart: 2014-04-05T17:30:00+02:00
md: 2909
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: L/O tubing hanger handling tool.
dTimEnd: 2014-04-05T19:00:00+02:00
dTimStart: 2014-04-05T18:30:00+02:00
md: 2909
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to M/U tubing hanger running tool.
dTimEnd: 2014-04-05T19:15:00+02:00
dTimStart: 2014-04-05T19:00:00+02:00
md: 2909
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U tubing hanger running tool.
dTimEnd: 2014-04-05T19:30:00+02:00
dTimStart: 2014-04-05T19:15:00+02:00
md: 2909
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Conected DHSV control lines to THRT and pressure tested to 520bar as per Baker procedure.
dTimEnd: 2014-04-05T20:15:00+02:00
dTimStart: 2014-04-05T19:30:00+02:00
md: 2909
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered hanger below rotary. Install inner bushings.
dTimEnd: 2014-04-05T20:45:00+02:00
dTimStart: 2014-04-05T20:15:00+02:00
md: 2912
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rih with 7" liner/ HGR from 2915 to 2930.9m and land off hanger in well head. Stick up when Landed off 1.41m.
dTimEnd: 2014-04-05T21:15:00+02:00
dTimStart: 2014-04-05T20:45:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Verified correct land off by leak test through ports on multi-bowl.
dTimEnd: 2014-04-05T21:30:00+02:00
dTimStart: 2014-04-05T21:15:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Conducted 15 ton overpull to verify hanger lockdown.
dTimEnd: 2014-04-05T21:45:00+02:00
dTimStart: 2014-04-05T21:30:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested hanger seal to 35/345 bar. Good test.
dTimEnd: 2014-04-05T22:15:00+02:00
dTimStart: 2014-04-05T21:45:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Opened DHSV and dropped ball. Install Swedge.
dTimEnd: 2014-04-05T22:30:00+02:00
dTimStart: 2014-04-05T22:15:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Flushed surface line from Cmt Unit to Rig floor prior to line test. pressure tested surface line to 345 bar.
dTimEnd: 2014-04-05T23:00:00+02:00
dTimStart: 2014-04-05T22:30:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Filled string with brine. Started circlate with 150 lpm to pump down EVO ball.
dTimEnd: 2014-04-05T23:15:00+02:00
dTimStart: 2014-04-05T23:00:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pump to 70 bar and hold pressure for 5 min. Bleed off to 50 bar. Pumped 235 ltr , returned 41 ltr. Bleed down from 50 bar to 5 bar, 30 ltr back, (Function Test ).
dTimEnd: 2014-04-05T23:45:00+02:00
dTimStart: 2014-04-05T23:15:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Equalized downhole pressure.
dTimEnd: 2014-04-06T00:00:00+02:00
dTimStart: 2014-04-05T23:45:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: