Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-03T00:00:00+02:00 to 2014-04-04T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-04T00:00:00+02:00
dTimDiaHoleStart: 2014-04-03T03:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 7" completion string.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 42
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Retrieved VMB plug at 636 m. Pulled bowl protector from 20 m. R/U for running 7" completion string. RIH with 7" completion string to 738 m.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-04-03T21:00:00+02:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Installed auto slips in rotary.
dTimEnd: 2014-04-03T00:15:00+02:00
dTimStart: 2014-04-03T00:00:00+02:00
md: 160
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: RIH with VMB plug retrieving tool from 160 m to 636 m.
dTimEnd: 2014-04-03T00:30:00+02:00
dTimStart: 2014-04-03T00:15:00+02:00
md: 636
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Established circulation with 2500 lpm, 18 bar and displaced out Hi-vis pill.
dTimEnd: 2014-04-03T01:00:00+02:00
dTimStart: 2014-04-03T00:30:00+02:00
md: 636
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Established circulation with 200 lpm, 1 bar. Wash down onto plug. Released plug as pr Archer procedure. RIH past setting depth to confirmed plug free from 634 m to 642 m.
dTimEnd: 2014-04-03T02:15:00+02:00
dTimStart: 2014-04-03T01:00:00+02:00
md: 642
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: POOH with VMB plug from 642 m. Inspected plug and L/D same.
dTimEnd: 2014-04-03T03:30:00+02:00
dTimStart: 2014-04-03T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pulled bowl protector from 20 m.
dTimEnd: 2014-04-03T04:00:00+02:00
dTimStart: 2014-04-03T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor for excess equipment.
dTimEnd: 2014-04-03T04:15:00+02:00
dTimStart: 2014-04-03T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Prepared for running completion string. Change out casing equipment from 10 3/4" to 7".
dTimEnd: 2014-04-03T06:00:00+02:00
dTimStart: 2014-04-03T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: R/U for running 7" completion string.
dTimEnd: 2014-04-03T09:00:00+02:00
dTimStart: 2014-04-03T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with crew prior to run 7" completion string.
dTimEnd: 2014-04-03T09:30:00+02:00
dTimStart: 2014-04-03T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U 7" Mule shoe 7" completion string. Inspected EVO plug and granite packer. RIH to 40 m.
dTimEnd: 2014-04-03T11:00:00+02:00
dTimStart: 2014-04-03T09:30:00+02:00
md: 40
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Installed pipe rollers.
dTimEnd: 2014-04-03T11:15:00+02:00
dTimStart: 2014-04-03T11:00:00+02:00
md: 40
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" completion string 29 ppf centralizer joints from 40 m to 242 m .  Average 6 joints/hr.
dTimEnd: 2014-04-03T15:00:00+02:00
dTimStart: 2014-04-03T11:15:00+02:00
md: 242
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U assembly # 4 DHPG and terminated cable according to SLB procedure. Function tested gauge.
dTimEnd: 2014-04-03T16:45:00+02:00
dTimStart: 2014-04-03T15:00:00+02:00
md: 242
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" completion string 29 ppf slick joints from 242 m to 381 m .  Average 6 joints/hr.
dTimEnd: 2014-04-03T19:00:00+02:00
dTimStart: 2014-04-03T16:45:00+02:00
md: 381
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with crew prior to run 7" completion string.
dTimEnd: 2014-04-03T19:15:00+02:00
dTimStart: 2014-04-03T19:00:00+02:00
md: 381
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" completion string 29 ppf slick joints from 381 m to 738 m.  Average 6 joints/hr.
dTimEnd: 2014-04-04T00:00:00+02:00
dTimStart: 2014-04-03T19:15:00+02:00
md: 738
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: