Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-09-07T00:00:00+02:00 to 2008-09-08T00:00:00+02:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-09-08T00:00:00+02:00
dTimDiaHoleStart: 2008-09-06T12:00:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Integrity test HPDR. Install boat collision stool and tension cylinders. Install BOP/diverter/pressure test BOP/riser/connector/20" casing
hpht: 0
md: 1378
mdCsgLast: 1368.4
mdDiaHoleStart: 1378
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 15
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Made up and ran TBC/HPDR installed same. 
tightWell: 0
tvd: 1347
tvdCsgLast: 1340.4
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2008-09-07T22:00:00+02:00
density: 1.44
locationSample: Reserve pit
md: -999.99
mudClass: oil based
presBopRating: 0
pv: 22
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 5.5
dTim: 2008-09-07T23:00:00+02:00
density: 1.03
locationSample: Flowline
md: 1378
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-09-08T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1378
readingKind: estimated
Survey stations:
Activities:
comments: Picked up double B simultaneous lift by deck crane and the TDS. Removed the riser lifting tool from TBC/HPDR double A. Made up the HPDR double B, Leak tested the connection to 3000 psi(207bars)/10 mins. Installed bolt caps and fairings.

dTimEnd: 2008-09-07T04:15:00+02:00
dTimStart: 2008-09-07T00:00:00+02:00
md: 26
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered the HPDR double B. Installed guide wire lines. Hung off HPDR in the riser spider.  

dTimEnd: 2008-09-07T05:15:00+02:00
dTimStart: 2008-09-07T04:15:00+02:00
md: 51
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up double C simultaneous lift by deck crane and the TDS. Removed the riser lifting tool from TBC/double B. Made up the HPDR double C, Leak tested the connection to 3000 psi(207bars)/10 mins. Installed bolt caps and fairings.

dTimEnd: 2008-09-07T08:45:00+02:00
dTimStart: 2008-09-07T06:00:00+02:00
md: 80
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Entered the water splash zone. To much movement, pulled HPDR out of the water.

dTimEnd: 2008-09-07T09:00:00+02:00
dTimStart: 2008-09-07T08:45:00+02:00
md: 80
phase: fixed
proprietaryCode: drilling -- wait
state: ok
stateDetailActivity: success
comments: Waited for sea to calm down to be able to run in with HPDR. 

dTimEnd: 2008-09-07T11:45:00+02:00
dTimStart: 2008-09-07T09:00:00+02:00
md: 80
phase: fixed
proprietaryCode: drilling -- wait
state: ok
stateDetailActivity: success
comments: Lowered the HPDR double C. Hung off the HPDR in the spider.

dTimEnd: 2008-09-07T12:00:00+02:00
dTimStart: 2008-09-07T11:45:00+02:00
md: 104
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up double D simultaneous lift by deck crane and the TDS. Removed the riser lifting tool from double C. Made up the HPDR double D, Leak tested the connection to 3000 psi(207bars)/10 mins. Installed bolt caps and fairings.

Parallel activity: Prepared equipment for installation of boat collision stool and tension cylinders.
                          Completed BOP testing to 15.000 psi.
                          Derrick inspection.
                          F-9 handed over to production at 13:30
dTimEnd: 2008-09-07T14:30:00+02:00
dTimStart: 2008-09-07T12:00:00+02:00
md: 104
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered the HPDR double D. Observed TBC/HPDR with ROV. Hung off the HPDR in the spider.

dTimEnd: 2008-09-07T14:45:00+02:00
dTimStart: 2008-09-07T14:30:00+02:00
md: 104
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up Tension/BOP jnt and Claxton NT-2 RT simultaneous lift by deck crane and the TDS. Removed the riser lifting tool from double D. Made up the Tension/BOP jnt and Claxton NT-2 RT. Leak tested the connection to 3000 psi(207bars)/10 mins.

dTimEnd: 2008-09-07T17:30:00+02:00
dTimStart: 2008-09-07T14:45:00+02:00
md: 104
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk, cleared and cleaned rig floor, packed Bandak HPDR make up tools and removed the HPDR spider slips.

dTimEnd: 2008-09-07T20:15:00+02:00
dTimStart: 2008-09-07T17:30:00+02:00
md: 104
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowed the HPDR string so the Claxton NT-2 RT just below rotary. Installed the master bushing. Hung of in slips and made up one 5½" std. Removed the hole cover from RLGF.

dTimEnd: 2008-09-07T21:15:00+02:00
dTimStart: 2008-09-07T20:15:00+02:00
md: 129
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran in with the TBC/HPDR. Entered the RLGF. Removed the RLGF, confirmed hot stab orientated for ROV.

dTimEnd: 2008-09-07T22:15:00+02:00
dTimStart: 2008-09-07T21:15:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed TBC/HPDR on wellhead and set down 15 MT. Verified TBC fully landed by observing marker/band on TBC. Locked TBC connector. Observed upwards movement on TBC upper body as locking TBC held pressure 3000psi/5 min. 

dTimEnd: 2008-09-08T00:00:00+02:00
dTimStart: 2008-09-07T22:15:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: