Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1997-07-18T00:00:00+02:00 to 1997-07-19T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 163.6
operator: Statoil
rigAlias: name: BYFORD DOLPHIN
name: 341331
Status:
dTim: 1997-07-19T00:00:00+02:00
dTimDiaHoleStart: 1997-07-16T15:30:00+02:00
distDrill: -999.99
elevKelly: 25
fixedRig: false
forecast24Hr:  - COMPLETE PREPARATION/WORK ON BOP WHILE P/U DP / BHA
 - RUN BOP AND RISER
 - INSTALL WEAR BUSHING
 - M/U AND RIG W/ 8-1/2" ROTARY DRLG BHA
 - DRILL OUT 200 M SURFACE CMT PLUG
hpht: 0
md: -999.99
mdCsgLast: 4643
mdPlanned: -999.99
reportNo: 3
ropCurrent: -999.99
sum24Hr: REMOVED PROTECTION HATCH FROM SLOT S3. INSTALLED 2 GUIDE WIRES.
RECOVERED CORROSION CAP. PICKED UP DRILL PIPE WHILE WORKING ON BOP.
tightWell: 0
waterDepth: 84
wellheadElevation: 106.5
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: RIGGED DOWN BOP SET UP.
dTimEnd: 1997-07-18T01:00:00+02:00
dTimStart: 1997-07-18T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- position
state: ok
stateDetailActivity: success
comments: PREPARED FOR REMOVING HATCH FROM SLOT S3. LOWERED RETR. FRAME DOWN ONTO TEMPLATE BY USING CRANE. RE-POSITIONED RIG WHILE REMOVING TWO LOCKING BOLTS FROM HATCH BY USING ROV. RAN ROV-HOOK/SLINGS ON DP. CONN. TO RETR. FRAME. WORKED TO ENGAUGE RETR. FRAME INTO HATCH.
dTimEnd: 1997-07-18T06:00:00+02:00
dTimStart: 1997-07-18T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RETRIEVED PROTECION HATCH FROM SLOT S3. PARKED SAME ON TOP OF TEMPLATE STRUCTURE.
dTimEnd: 1997-07-18T09:00:00+02:00
dTimStart: 1997-07-18T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: CONNECTED GUIDE-LINES ON POSTS NO. 2 AND NO. 3, ASSISTED BY ROV. POOH W/ DP AND SLINGS. MOVED RIG OFF LOCATION.
dTimEnd: 1997-07-18T11:00:00+02:00
dTimStart: 1997-07-18T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: M/U CORROSION CAP RT ON DP.
dTimEnd: 1997-07-18T12:00:00+02:00
dTimStart: 1997-07-18T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: MOVED RIG OVER LOCATION.
dTimEnd: 1997-07-18T14:30:00+02:00
dTimStart: 1997-07-18T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: ATTEMPTED TO RETR. CORR. CAP ON DP. NEG. RAN RETR. TOOL ON TUGGER. RETRIEVED CORR. CAP ASSISTED BY ROV.
dTimEnd: 1997-07-18T18:30:00+02:00
dTimStart: 1997-07-18T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: MOVED RIG OFF LOCATION.
dTimEnd: 1997-07-18T20:30:00+02:00
dTimStart: 1997-07-18T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: P/U AND M/U FMC EMERGENCY HANGOFF TOOL. RACKED SAME IN DERRICK.
dTimEnd: 1997-07-18T21:30:00+02:00
dTimStart: 1997-07-18T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: P/U 5" DP WHILE PREPARING BOP.
dTimEnd: 1997-07-19T00:00:00+02:00
dTimStart: 1997-07-18T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: