Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-19T00:00:00+02:00 to 2013-10-20T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 4.6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-20T00:00:00+02:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Waiting on weather to pull production riser.
hpht: 0
md: 3049
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 61
ropCurrent: -999.99
sum24Hr: Waited on weather to pull production riser.
Performed general rig maintenance and housekeeping.
Performed high wind checks.
Held Statoil TOFS with drilling crew #2 and third party personnel.
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-19T17:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
dTim: 2013-10-19T10:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather to pull production riser.

Meanwhile performed general rig maintenance:
Performed cleaning and housekeeping in shakers and pump room.
Prepared to change wire on aft manriding winch.
Removed drillfloor hatch to moonpool and transfered Xmas tree to maindeck.
Conducted high wind checks in derrick and drilling areas.

dTimEnd: 2013-10-19T07:00:00+02:00
dTimStart: 2013-10-19T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile performed general rig maintenance:
Cleaned and cleared cantilever.
Changed out wires on fwd and aft PRS.
Prepared for N/D BOP and diverter.
Changed wire on aft manriding winch.
Conducted high wind checks in derrick and drilling areas.
Prepared moonpool for deluge test.

Held TOFS with drill crew #2 and third party personnel.
dTimEnd: 2013-10-19T19:00:00+02:00
dTimStart: 2013-10-19T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile performed general rig maintenance:
Changed out wires on fwd and aft PRS.
Cleaning and housekeeping.
Maintained valves in pump room.
dTimEnd: 2013-10-20T00:00:00+02:00
dTimStart: 2013-10-19T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: