Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2008-04-17T00:00:00+02:00 to 2008-04-18T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
daysBehind: 23.1
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-04-18T00:00:00+02:00
dTimDiaHoleStart: 2008-04-16T17:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue RU WL equipment. Pull NPR plug.
hpht: 0
md: 3510
mdCsgLast: 3508
mdDiaHoleStart: 3510
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 102
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Waited on WL equipment and personnel to arrive on rig. Spotted WL equipment on rig floor. Started RU WL equipment. 
tightWell: 0
tvd: 3138.5
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2008-04-17T11:00:00+02:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-04-18T00:00:00+02:00
equivalentMudWeight: 1.08
md: 3510
readingKind: measured
Survey stations:
Activities:
comments: Waiting on WL equipment and personnel to arrive on rig. 

Meanwhile erected scaffolding platform for fwd PRS and performed 3-montly maintenance on BOP.

dTimEnd: 2008-04-17T06:00:00+02:00
dTimStart: 2008-04-17T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
comments: Waiting on WL equipment and personnel to arrive on rig. 

Meanwhile performed derrick inspection with climbers and performed 3-montly maintenace on BOP.

dTimEnd: 2008-04-17T11:00:00+02:00
dTimStart: 2008-04-17T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
comments: Prepared for RU wireline equipment and tested dual and trippel BOP's.

Meanwhile equalized above DHSV on F-12 with cmt unit to re-start production. Observed leak in F-12 XMT.
Meanwhile performed derrick inspection with climbers and performed 3-montly maintenace on BOP.
dTimEnd: 2008-04-17T12:30:00+02:00
dTimStart: 2008-04-17T11:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Prepared for RU wireline equipment and tested dual and trippel BOP's.

Meanwhile identified leak on F-12 XMT to be in MEG injection valve. 
Meanwhile performed derrick inspection with climbers and performed 3-montly maintenace on BOP.
dTimEnd: 2008-04-17T19:00:00+02:00
dTimStart: 2008-04-17T12:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Prepared for RU wireline equipment and tested dual and trippel BOP's.

Meanwhile continued to work on scaffolding platform for fwd PRS.
dTimEnd: 2008-04-17T20:45:00+02:00
dTimStart: 2008-04-17T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box meeting. Spotted WL equipment on rig floor and hooked up BCU and pump skids. Prepared riser and BOP for lifting down to moonpool area.

Meanwhile changed MEG injection valve on F-12 and re-tested valve to 325 bar/30 min.
dTimEnd: 2008-04-18T00:00:00+02:00
dTimStart: 2008-04-17T20:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: