Daily Drilling Report
Well: NO 15/9-F-1 A
Report period: 2013-08-26T00:00:00+02:00 to 2013-08-27T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-20T05:00:00+02:00
dateDrillComplete: 2013-08-29
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-08-27T00:00:00+02:00
dTimDiaHoleStart: 2013-08-26T22:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Circ. prior to cementing.
Set P&A plugs
POOH w/cement stinger
hpht: 0
md: 3682
mdCsgLast: 2595.4
mdDiaHoleStart: 3682
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 4
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Took pressure points.
POOH and L/D 8 1/2" BHA
M/U and RIH with 3 1/2" cement stinger
tightWell: 0
tvd: 3239.7
tvdCsgLast: 2446.8
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-08-26T12:00:00+02:00
density: 1.32
locationSample: Active pit
md: 3682
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
dTim: 2013-08-26T02:30:00+02:00
density: 1.32
locationSample: Flowline
md: 3682
mudClass: oil based
presBopRating: 345
pv: 34
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 13
Pore pressure:
Survey stations:
Activities:
comments: Established circ. with 2000 lpm. 145 bar and positioned string at bit depth 3521,1 m. Adjusted string to neutral weight and hold stationary while taking TesTrak pressure point #1 at 3493 m - bad test.

dTimEnd: 2013-08-26T00:30:00+02:00
dTimStart: 2013-08-26T00:00:00+02:00
md: 3521
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: POOH to 3523 m bit depth and positioned string. Performed second attempt for pressure point #1 - good test.

dTimEnd: 2013-08-26T01:00:00+02:00
dTimStart: 2013-08-26T00:30:00+02:00
md: 3523
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: POOH to 3511 bit depth and positioned string. Took TesTrak pressure point #2 at 3480 m - bad test.
dTimEnd: 2013-08-26T01:30:00+02:00
dTimStart: 2013-08-26T01:00:00+02:00
md: 3511.1
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: RIH to 3512 m bit depth, positioned string. Performed second attempt for pressure point #2 - bad test.

dTimEnd: 2013-08-26T02:00:00+02:00
dTimStart: 2013-08-26T01:30:00+02:00
md: 3512
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: POOH to 3493 m bit depth, positioned string. Took TesTrak pressure point #3 at 3462 m - good test.
dTimEnd: 2013-08-26T02:30:00+02:00
dTimStart: 2013-08-26T02:00:00+02:00
md: 3493
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: POOH to 3488 m bit depth, positioned string. Took TesTrak pressure point #4 at 3457 m - good test.
dTimEnd: 2013-08-26T03:00:00+02:00
dTimStart: 2013-08-26T02:30:00+02:00
md: 3488
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: POOH to 3468 m bit depth, positioned string. Took TesTrak pressure point #5 at 3437 m - good test.
dTimEnd: 2013-08-26T03:30:00+02:00
dTimStart: 2013-08-26T03:00:00+02:00
md: 3468
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: RIH from 3468 m to 3681 m.
dTimEnd: 2013-08-26T03:45:00+02:00
dTimStart: 2013-08-26T03:30:00+02:00
md: 3681
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Circulated at TD to confirm free circulation before droping gyro.
dTimEnd: 2013-08-26T04:00:00+02:00
dTimStart: 2013-08-26T03:45:00+02:00
md: 3681
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Flowchecked well for 10 min, broke connection and loaded gyro tool.
dTimEnd: 2013-08-26T04:15:00+02:00
dTimStart: 2013-08-26T04:00:00+02:00
md: 3681
phase: fixed
proprietaryCode: drilling -- pressure detection
state: ok
stateDetailActivity: success
comments: Pump down gyro tool w/ 500 lpm, 26 bar, 20 rpm, 15 - 17 kNm.
dTimEnd: 2013-08-26T04:45:00+02:00
dTimStart: 2013-08-26T04:15:00+02:00
md: 3681
phase: fixed
proprietaryCode: drilling -- survey
state: ok
stateDetailActivity: success
comments: Pumped 3 m3 slug and chased same.
dTimEnd: 2013-08-26T05:00:00+02:00
dTimStart: 2013-08-26T04:45:00+02:00
md: 3681
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH from 3681 m to 3667 m, slug did not work.
dTimEnd: 2013-08-26T05:15:00+02:00
dTimStart: 2013-08-26T05:00:00+02:00
md: 3667
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pumped 5 m3 slug and chased same.
dTimEnd: 2013-08-26T05:45:00+02:00
dTimStart: 2013-08-26T05:15:00+02:00
md: 3667
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH w/ 8 1/2"  BHA on 5 1/2"  DP from 3667 m to 3225 m . Avg. tripping speed 354 m/hr.
Restricted tripping speed and stoped when required for gyro station.

dTimEnd: 2013-08-26T07:00:00+02:00
dTimStart: 2013-08-26T05:45:00+02:00
md: 3225
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH, observed swabing at 3225 - 3220 m. Ran back in, volumes correct. Continued to POOH from 3225 m to 2982 m. 
Observed swabbing and overpull, trip tank increased. Wiped single, trip trank decreased to correct volume.
dTimEnd: 2013-08-26T07:45:00+02:00
dTimStart: 2013-08-26T07:00:00+02:00
md: 2982
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pumped OOH from 2982 m to 2940 m, 2200 lpm, 150 bar. Observed pressure increase while pulling.
Reduced rate to 1350 lpm.
dTimEnd: 2013-08-26T08:15:00+02:00
dTimStart: 2013-08-26T07:45:00+02:00
md: 2940
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH from 2940 m - 2982 m for gyro overlap.
dTimEnd: 2013-08-26T08:30:00+02:00
dTimStart: 2013-08-26T08:15:00+02:00
md: 2982
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH from 2982 m to 2580 m inside the casing shoe. Avg. tripping speed 161 m/hr. 
Pulled wet, observed backflow, two slugs in annulus and float not holding. M/U TDS on every connection.
Restricted speed due to gyro.
dTimEnd: 2013-08-26T11:00:00+02:00
dTimStart: 2013-08-26T08:30:00+02:00
md: 2580
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min, well static.
dTimEnd: 2013-08-26T11:15:00+02:00
dTimStart: 2013-08-26T11:00:00+02:00
md: 2580
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH from 2580 m to 2499 m, pulled wet.
Observed backflow. Restricted speed due to gyro.
dTimEnd: 2013-08-26T11:30:00+02:00
dTimStart: 2013-08-26T11:15:00+02:00
md: 2499
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pumped slug and allowed levels to stabilise.
dTimEnd: 2013-08-26T11:45:00+02:00
dTimStart: 2013-08-26T11:30:00+02:00
md: 2499
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH from 2499 m to 1650 m. Avg. tripping speed 566 m/hr.
Restricted speed due to gyro.
dTimEnd: 2013-08-26T13:15:00+02:00
dTimStart: 2013-08-26T11:45:00+02:00
md: 1650
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH from 1650 m to 1770 m. Re-surveyed as per Scientific intructions.
dTimEnd: 2013-08-26T13:30:00+02:00
dTimStart: 2013-08-26T13:15:00+02:00
md: 1770
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH from 1770 m to 480 m. Avg. tripping speed 1032 m/hr.
dTimEnd: 2013-08-26T14:45:00+02:00
dTimStart: 2013-08-26T13:30:00+02:00
md: 480
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Took rotational checks as per Scientific instructions.
dTimEnd: 2013-08-26T15:00:00+02:00
dTimStart: 2013-08-26T14:45:00+02:00
md: 480
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH from 480 m to 238 m.
dTimEnd: 2013-08-26T15:15:00+02:00
dTimStart: 2013-08-26T15:00:00+02:00
md: 238
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flowchecked well for 10 min, well static. Removed PS21 slips.
dTimEnd: 2013-08-26T15:30:00+02:00
dTimStart: 2013-08-26T15:15:00+02:00
md: 238
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: TBT with involved personnel for handling BHA.
dTimEnd: 2013-08-26T15:45:00+02:00
dTimStart: 2013-08-26T15:30:00+02:00
md: 238
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: POOH from 238 m to 171 m.
dTimEnd: 2013-08-26T16:00:00+02:00
dTimStart: 2013-08-26T15:45:00+02:00
md: 171
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Broke double and layed out Scientific gyro toolstring.
dTimEnd: 2013-08-26T16:30:00+02:00
dTimStart: 2013-08-26T16:00:00+02:00
md: 171
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pulled out to 50 m, layed out jar and accelerator.
dTimEnd: 2013-08-26T17:15:00+02:00
dTimStart: 2013-08-26T16:30:00+02:00
md: 50
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Made announcement for handling RA sources, placed barriers. Baker RPS removed sources.
dTimEnd: 2013-08-26T18:00:00+02:00
dTimStart: 2013-08-26T17:15:00+02:00
md: 50
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Plugged into tools and downloaded data. Dumped SoundTrak and TesTrak, OnTrak and CoPilot.
dTimEnd: 2013-08-26T20:00:00+02:00
dTimStart: 2013-08-26T18:00:00+02:00
md: 50
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Cleaned and L/O BHA as per DD instructions.
dTimEnd: 2013-08-26T21:45:00+02:00
dTimStart: 2013-08-26T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rigfloor.
dTimEnd: 2013-08-26T22:15:00+02:00
dTimStart: 2013-08-26T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Moved power rollers for 3 1/2" DP. Serviced TDS, dollies and both PRS.
dTimEnd: 2013-08-26T23:30:00+02:00
dTimStart: 2013-08-26T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Changed handling gear in slips and elevators from 5 1/2" to 3 1/2".
dTimEnd: 2013-08-26T23:45:00+02:00
dTimStart: 2013-08-26T23:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Picked up, made up and RIH with open ended 3 1/2" cement stinger to 40 m.
dTimEnd: 2013-08-27T00:00:00+02:00
dTimStart: 2013-08-26T23:45:00+02:00
md: 40
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
Lithology and shows: