Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-12-26T00:00:00+01:00 to 2013-12-27T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-27T00:00:00+01:00
dTimDiaHoleStart: 2013-12-20T03:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: No operation on well.
hpht: 0
md: -999.99
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 7
ropCurrent: -999.99
sum24Hr: Finalized skidding of rig from slot F-1 to slot F-15.
tightWell: 0
tvdCsgLast: 3258.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: WOW prior to skid rig to well F-15D. Wind speed above crane limit.

Meanwhile prepared wireline equipment for demobilization and performed general rig maintenance.
Prepared for skidding cantilever. Pressure tested F-12 contingency manifold and hoses to 20/345 bar for 5/10 min. 
Prepared for slip & cut, suspended TDS using derrick work basket.

dTimEnd: 2013-12-26T04:30:00+01:00
dTimStart: 2013-12-26T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Removed gangway and stairs to cantilever. 
Held TBT prior to skidding cantilever and performed final checks.
Started to skid rig from slot F-1 to slot F-15.

dTimEnd: 2013-12-26T05:00:00+01:00
dTimStart: 2013-12-26T04:30:00+01:00
md: 0
phase: wire line
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Finalized skidding of rig from slot F-1 to slot F-15.

-------------------------------END OF OPERATION--------------------------------
dTimEnd: 2013-12-26T08:30:00+01:00
dTimStart: 2013-12-26T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
Lithology and shows: