Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-11T00:00:00+02:00 to 2013-09-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-12T00:00:00+02:00
dTimDiaHoleStart: 2013-09-09T09:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 13
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Displaced well to 1.03 sg brine.
Pressure tested well to 345 bar with 1.03 sg brine.
Pulled out of hole with cleanout assembly from 3402m MD. Laid down same to deck.
Attempted to enter casing with 9.5" drift - no go.
Displaced riser to seawater. 
Jetted riser and BOP.
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-11T12:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued displacing well to 1.03 sg brine. Observed large amounts of foam in flowline.
dTimEnd: 2013-09-11T01:30:00+02:00
dTimStart: 2013-09-11T00:00:00+02:00
md: 3402
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Prepared to perform pressure test. Lined up to cement unit and pressured up same to 20 bar. Opened lo-torque and verified pressure drop.
dTimEnd: 2013-09-11T01:45:00+02:00
dTimStart: 2013-09-11T01:30:00+02:00
md: 3402
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pressure tested well to 345 bar for 10 minutes - ok. Pumped a total of 1700 liters, bled 1700 liters back.
dTimEnd: 2013-09-11T02:30:00+02:00
dTimStart: 2013-09-11T01:45:00+02:00
md: 3402
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed flowcheck for 30 minutes with 1.03 sg brine - well static.
dTimEnd: 2013-09-11T03:00:00+02:00
dTimStart: 2013-09-11T02:30:00+02:00
md: 3402
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled out of hole with cleanout assembly on 5 1/2" drill pipe from 3402m MD to 1042m MD.
dTimEnd: 2013-09-11T08:30:00+02:00
dTimStart: 2013-09-11T03:00:00+02:00
md: 1042
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Observed hole not taking correct volume of mud while tripping out - performed flowcheck for 15 minutes with 1.03 sg brine - well static.
dTimEnd: 2013-09-11T08:45:00+02:00
dTimStart: 2013-09-11T08:30:00+02:00
md: 1042
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pumped 10m3 1.03 sg brine at 1800 lpm, 64 bar and 90 rpm.
dTimEnd: 2013-09-11T09:00:00+02:00
dTimStart: 2013-09-11T08:45:00+02:00
md: 1042
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed flowcheck for 30 minutes with 1.03 sg brine - well static.
dTimEnd: 2013-09-11T09:30:00+02:00
dTimStart: 2013-09-11T09:00:00+02:00
md: 1042
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled out of hole with cleanout assembly on 5 1/2" drill pipe from 1042m MD to 464m MD.
dTimEnd: 2013-09-11T11:30:00+02:00
dTimStart: 2013-09-11T09:30:00+02:00
md: 464
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed flowcheck for 15 minutes with 1.03 sg prior to pull cleanout assembly through BOP - well static.
dTimEnd: 2013-09-11T11:45:00+02:00
dTimStart: 2013-09-11T11:30:00+02:00
md: 464
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Laid down cleanout assembly, magnet, circulation sub and well commissioner.
dTimEnd: 2013-09-11T12:30:00+02:00
dTimStart: 2013-09-11T11:45:00+02:00
md: 420
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed to 3 1/2" handling equipment.
dTimEnd: 2013-09-11T13:00:00+02:00
dTimStart: 2013-09-11T12:30:00+02:00
md: 420
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled out of hole with cleanout assembly on 3 1/2" drill pipe from 420m MD to 220m MD. Laid 3 1/2" drill pipe singles out to cantilever.
dTimEnd: 2013-09-11T14:00:00+02:00
dTimStart: 2013-09-11T13:00:00+02:00
md: 220
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Calibrated HTS arm.
dTimEnd: 2013-09-11T15:00:00+02:00
dTimStart: 2013-09-11T14:00:00+02:00
md: 220
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Pulled out of hole with cleanout assembly on 3 1/2" drill pipe from 420m MD to 10m. Laid 3 1/2" drill pipe singles out to cantilever.
dTimEnd: 2013-09-11T17:30:00+02:00
dTimStart: 2013-09-11T15:00:00+02:00
md: 10
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Laid down cleanout assembly to deck.
dTimEnd: 2013-09-11T17:45:00+02:00
dTimStart: 2013-09-11T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed to 5 1/2" handling equipment.
dTimEnd: 2013-09-11T18:00:00+02:00
dTimStart: 2013-09-11T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up and made up 9.5" drift and crossover. Installed PS21 slips.
dTimEnd: 2013-09-11T18:30:00+02:00
dTimStart: 2013-09-11T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: Ran in hole with 9.5" drift to 139m MD. Attempted to enter 10 3/4" casing with 9.5" drift - no go. Observed 4MT weight. Rotated pipe 1/2 turn and attempted to enter 10 3/4" casing - no go.
dTimEnd: 2013-09-11T19:00:00+02:00
dTimStart: 2013-09-11T18:30:00+02:00
md: 139
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: Pulled out of hole with 9.5" drift on 5 1/2" drill pipe from 139m MD.
dTimEnd: 2013-09-11T19:30:00+02:00
dTimStart: 2013-09-11T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: Broke out drift assembly and crossover. Laid out same to cantilever.
dTimEnd: 2013-09-11T20:00:00+02:00
dTimStart: 2013-09-11T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up and made up well protector assembly and crossover. Made up 4 stands 5 1/2" drill pipe and magnetosweep, jetting sub and crossover. Ran in hole with cleanout assembly on 5 1/2" drill pipe to 312m MD (with jet at 139m MD).
dTimEnd: 2013-09-11T21:45:00+02:00
dTimStart: 2013-09-11T20:00:00+02:00
md: 312
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Spaced out and shut well in on middle pipe ram. Displaced choke manifold and poorboy to seawater.
dTimEnd: 2013-09-11T22:30:00+02:00
dTimStart: 2013-09-11T21:45:00+02:00
md: 312
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Displaced riser to seawater at 1500 lpm.
dTimEnd: 2013-09-11T23:15:00+02:00
dTimStart: 2013-09-11T22:30:00+02:00
md: 312
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Jetted riser with seawater from 139m MD to 85m MD.
dTimEnd: 2013-09-12T00:00:00+02:00
dTimStart: 2013-09-11T23:15:00+02:00
md: 312
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: