Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-04T00:00:00+01:00 to 2013-12-05T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-05T00:00:00+01:00
dTimDiaHoleStart: 2013-12-02T15:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Running in hole with 7" liner on 5 1/2" DP to 9 5/8" shoe. Circulate liner volume. RIH with 7" liner on 5 1/2" DP to 1 stand above TD. Wash down last stand to 4685 m. space out. M/U cement head. Circulate btm's up and set hanger.
hpht: 0
md: 4685
mdCsgLast: 3294.7
mdDiaHoleStart: 4685
mdPlanned: -999.99
mdStrengthForm: 3302
presTestType: formation integrity test
reportNo: 25
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RIH with 7" liner to 884 m. Due to bad weather forecast P/U liner hanger from deck and R/B same in derrick. RIH with 7" liner to 1084 m. Removed fast line guide from derrick. RIH with 7" liner to 1503 m. P/U and M/U liner hanger.
tightWell: 0
tvd: 3212.3
tvdStrengthForm: 2848
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-04T22:00:00+01:00
density: 1.32
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12.5
dTim: 2013-12-04T10:00:00+01:00
density: 1.32
locationSample: Flowline
md: 4685
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 13.5
Pore pressure:
Survey stations:
Activities:
comments: RIH with 7" liner from 423 m to 470 m. Filled every 5th joint. Average running rate 8 joints/hr.
dTimEnd: 2013-12-04T00:30:00+01:00
dTimStart: 2013-12-04T00:00:00+01:00
md: 470
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed casing tong dies.
dTimEnd: 2013-12-04T01:00:00+01:00
dTimStart: 2013-12-04T00:30:00+01:00
md: 470
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with 7" liner from 470 m to 610 m. Filled every 5th joint. Average running rate 8 joints/hr.
dTimEnd: 2013-12-04T02:30:00+01:00
dTimStart: 2013-12-04T01:00:00+01:00
md: 610
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed casing tong dies.
dTimEnd: 2013-12-04T02:45:00+01:00
dTimStart: 2013-12-04T02:30:00+01:00
md: 610
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with 7" liner from 610 m to 873 m. Filled every 5th joint. Average running rate 7 joints/hr.
dTimEnd: 2013-12-04T05:45:00+01:00
dTimStart: 2013-12-04T02:45:00+01:00
md: 873
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Grease and checking elevator, slips and casing tong.
dTimEnd: 2013-12-04T06:00:00+01:00
dTimStart: 2013-12-04T05:45:00+01:00
md: 873
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner from 873 m to 884 m. Filled every 5th joint. Average running rate 3,5 joints/hr.
dTimEnd: 2013-12-04T06:15:00+01:00
dTimStart: 2013-12-04T06:00:00+01:00
md: 884
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Planned to P/U liner hanger, due to bad weather forecast.
dTimEnd: 2013-12-04T07:00:00+01:00
dTimStart: 2013-12-04T06:15:00+01:00
md: 884
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with crew prior to P/U and R/B liner hanger in derrick.
dTimEnd: 2013-12-04T07:15:00+01:00
dTimStart: 2013-12-04T07:00:00+01:00
md: 884
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U liner hanger from deck and R/B same in derrick. Tested ran cement head with PDM. Checked dies in PRS.
dTimEnd: 2013-12-04T08:15:00+01:00
dTimStart: 2013-12-04T07:15:00+01:00
md: 884
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner from 884 m to 1060 m. Filled every 5th joint. Average running rate 6,5 joints/hr.
dTimEnd: 2013-12-04T10:30:00+01:00
dTimStart: 2013-12-04T08:15:00+01:00
md: 1060
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cleaned rig floor.
dTimEnd: 2013-12-04T10:45:00+01:00
dTimStart: 2013-12-04T10:30:00+01:00
md: 1060
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner from 1060 m to 1084 m. Filled every 5th joint. Average running rate 7 joints/hr.
dTimEnd: 2013-12-04T11:00:00+01:00
dTimStart: 2013-12-04T10:45:00+01:00
md: 1084
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed casing tong dies.
dTimEnd: 2013-12-04T11:30:00+01:00
dTimStart: 2013-12-04T11:00:00+01:00
md: 1084
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed derrick inspection and looking for PDO due to bad weather forecast. Observed loose rollers on fast line guide. Removed fast line guide from derrick. Checked work site for tools.
dTimEnd: 2013-12-04T13:45:00+01:00
dTimStart: 2013-12-04T11:30:00+01:00
md: 1084
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with 7" liner from 1084 m to 1164 m. Filled every 5th joint. Average running rate 4,5 joints/hr.
dTimEnd: 2013-12-04T15:15:00+01:00
dTimStart: 2013-12-04T13:45:00+01:00
md: 1164
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed casing tong dies.
dTimEnd: 2013-12-04T15:30:00+01:00
dTimStart: 2013-12-04T15:15:00+01:00
md: 1164
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with 7" liner from 1164 m to 1211 m. Filled every 5th joint. Average running rate 4 joints/hr.
dTimEnd: 2013-12-04T16:15:00+01:00
dTimStart: 2013-12-04T15:30:00+01:00
md: 1211
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed out casing tong dies and holders prior to M/U 7" pup joint.
dTimEnd: 2013-12-04T16:30:00+01:00
dTimStart: 2013-12-04T16:15:00+01:00
md: 1211
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner from 1211 m to 1356 m. Filled every 5th joint. Average running rate 8 joints/hr.
dTimEnd: 2013-12-04T18:00:00+01:00
dTimStart: 2013-12-04T16:30:00+01:00
md: 1356
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed casing tong dies.
dTimEnd: 2013-12-04T18:15:00+01:00
dTimStart: 2013-12-04T18:00:00+01:00
md: 1356
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with 7" liner from 1356 m to 1402 m. Filled every 5th joint. Average running rate 5 joints/hr.
dTimEnd: 2013-12-04T19:00:00+01:00
dTimStart: 2013-12-04T18:15:00+01:00
md: 1402
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed casing tong dies.
dTimEnd: 2013-12-04T19:30:00+01:00
dTimStart: 2013-12-04T19:00:00+01:00
md: 1402
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner from 1402 m to 1503 m. Filled every 5th joint. Average running rate 5 joints/hr.
Broke out joint no. 122 checked thread due to bad graph, thread cleaned and inspected ,thread ok.
dTimEnd: 2013-12-04T21:15:00+01:00
dTimStart: 2013-12-04T19:30:00+01:00
md: 1503
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with crew prior to M/U liner hanger.
dTimEnd: 2013-12-04T21:30:00+01:00
dTimStart: 2013-12-04T21:15:00+01:00
md: 1503
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed to 5 1/2" inserts in BX-elevator. P/U and M/U liner hanger.
dTimEnd: 2013-12-04T23:00:00+01:00
dTimStart: 2013-12-04T21:30:00+01:00
md: 1503
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to remove PS-30 slips and install master bushing in rotary.
dTimEnd: 2013-12-04T23:15:00+01:00
dTimStart: 2013-12-04T23:00:00+01:00
md: 1503
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor for excess liner equipment.
dTimEnd: 2013-12-04T23:30:00+01:00
dTimStart: 2013-12-04T23:15:00+01:00
md: 1503
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Removed PS-30 slips and install master bushing in rotary.
dTimEnd: 2013-12-04T23:45:00+01:00
dTimStart: 2013-12-04T23:30:00+01:00
md: 1503
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Lowered liner hanger and removed protection covers.
dTimEnd: 2013-12-05T00:00:00+01:00
dTimStart: 2013-12-04T23:45:00+01:00
md: 1515
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: