Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2010-09-19T00:00:00+02:00 to 2010-09-20T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2010-09-20T00:00:00+02:00
dTimDiaHoleStart: 2010-09-10T15:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Leak test DHSV. RD WL equipment. Leak test x-mas tree cross, end cap on KWV and tree top cap. Hand well back to production. Skid to next well. 

Expected status 06:00 tomorrow: Logging with PLT in well F-12.
hpht: 0
md: -999.99
mdCsgLast: 3695
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 10
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Equalized and opened DHSV. RIH with 7" EVO plug. Lost communikation to BHA. POOH. RIH with back-up 7" EVO plug and tractor. Installed EVO plug with top plug at 3274,25 m. POOH. Inflow tested HMV. LD BHA. Started to bleed down pressure above DHSV.
tightWell: 0
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued pumping MEG into well to equalize DHSV. Pressure increased from 97,5 bar to 100 bar.
dTimEnd: 2010-09-19T01:30:00+02:00
dTimStart: 2010-09-19T00:00:00+02:00
md: 490
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH with BHA #2 and passed DHSV. Stopped in Baker AVLDM tubing hanger at 510 m. Had to work BHA from 510 to 525 m in order to pass.
dTimEnd: 2010-09-19T01:45:00+02:00
dTimStart: 2010-09-19T01:30:00+02:00
md: 525
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued RIH with EVO plug. Lost CCL signal at 2630 m.
dTimEnd: 2010-09-19T03:45:00+02:00
dTimStart: 2010-09-19T01:45:00+02:00
md: 2630
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Troubleshot and found short in downhole circuit.
dTimEnd: 2010-09-19T04:30:00+02:00
dTimStart: 2010-09-19T03:45:00+02:00
md: 2630
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH with BHA #2 to 472 m.
dTimEnd: 2010-09-19T06:00:00+02:00
dTimStart: 2010-09-19T04:30:00+02:00
md: 472
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH from 472 m to surface.
dTimEnd: 2010-09-19T06:30:00+02:00
dTimStart: 2010-09-19T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: OOH. SIWHP 102 bar. Closed well and bled off pressure. Inflow tested HMV. Flushed riser/lubricator with N2. LD BHA #2.
dTimEnd: 2010-09-19T09:00:00+02:00
dTimStart: 2010-09-19T06:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RU backup tractor and plug. Plug from BHA #2 was slightly gassed up and too large to be run. Stabbed on and leak tested QTS to 170 bar. Equalized across SV and HMV with MEG and opened well. SIWHP 102 bar.
dTimEnd: 2010-09-19T12:30:00+02:00
dTimStart: 2010-09-19T09:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with BHA #3, 7" EVO plug on tractor to 2980 m MDRKB. Had to work BHA through Baker AVLDM tubing hanger at 510 m.
dTimEnd: 2010-09-19T14:45:00+02:00
dTimStart: 2010-09-19T12:30:00+02:00
md: 2980
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Activated tractor and RIH from 2980 to 3030 m.
dTimEnd: 2010-09-19T15:00:00+02:00
dTimStart: 2010-09-19T14:45:00+02:00
md: 3030
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed correlation passes. Set EVO plug with pkg. element at 3274,8 m and top plug at 3274,25 m.
dTimEnd: 2010-09-19T17:15:00+02:00
dTimStart: 2010-09-19T15:00:00+02:00
md: 3264.6
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH with BHA #3.
dTimEnd: 2010-09-19T18:45:00+02:00
dTimStart: 2010-09-19T17:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed well. WHP = 99 bar. Held toolbox meeting on drill floor. Inflow tested HMV. Bled off and flushed lubricator with N2. LD and checked toolstring.
dTimEnd: 2010-09-19T21:45:00+02:00
dTimStart: 2010-09-19T18:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Time out meeting in PCR with focus on communication.
dTimEnd: 2010-09-19T22:30:00+02:00
dTimStart: 2010-09-19T21:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
comments: Held SJA meeting on drill floor regarding RD. Closed DHSV and bled down pressure above to 63 bar through flowline to test sep. Meanwhile LD lubricator onto HTS.
dTimEnd: 2010-09-20T00:00:00+02:00
dTimStart: 2010-09-19T22:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: