Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2016-09-29T00:00:00+02:00 to 2016-09-30T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-30T00:00:00+02:00
dTimDiaHoleStart: 2016-09-29T01:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Install 13 3/8in EZSV
- Set 50m balanced cement plug
- N/D diverter and surface riser

REPORTING ON THE F-4
hpht: 0
md: -999.99
mdCsgLast: 1201
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 0
presTestType: leak off test
reportNo: 2
ropCurrent: -999.99
strengthForm: 0
sum24Hr: - Skid the cantilever to F-9
- N/D spacer spool and tubing bonnet
- Installed surface riser and diverter
- Released TH and pull 12joints of tubing. Accidently lost tubing string in the hole
- Attempted to fish tubing string
tightWell: 0
tvdCsgLast: 1012
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Skidded cantilever to 1.5m port and 6.75m aft to F09
dTimEnd: 2016-09-29T01:15:00+02:00
dTimStart: 2016-09-29T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to N/D spacer spool and tubing bonnet
dTimEnd: 2016-09-29T01:30:00+02:00
dTimStart: 2016-09-29T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared for lifting of spacer spool and tubing bonnet w/ ball valve, using double lift slings from top drive. Opened ball valve. Released lock ring on tubing bonnet. Lifted assembly trough rotary and L/D. Removed C-ring. Meanwhile built scaffolding around F09
dTimEnd: 2016-09-29T04:15:00+02:00
dTimStart: 2016-09-29T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to run surface riser
dTimEnd: 2016-09-29T04:30:00+02:00
dTimStart: 2016-09-29T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Connected lifting bridle to surface riser, attached crane for tailing riser in. P/U riser, RIH, connected same to wellhead. Secured riser in moonpool and removed lifting bridle
dTimEnd: 2016-09-29T05:30:00+02:00
dTimStart: 2016-09-29T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to handle diverter
dTimEnd: 2016-09-29T05:45:00+02:00
dTimStart: 2016-09-29T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and run diverter, pressured up system. Installed outer rings, master bushing and BX elevators to bails
dTimEnd: 2016-09-29T07:00:00+02:00
dTimStart: 2016-09-29T05:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to spot casing tong
dTimEnd: 2016-09-29T07:15:00+02:00
dTimStart: 2016-09-29T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Spot casing tong and slips on rig floor. Meanwhile fill well with SW using trip tank, unable to keep well full
dTimEnd: 2016-09-29T08:00:00+02:00
dTimStart: 2016-09-29T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U TH running tool, RIH same and engage to TH
dTimEnd: 2016-09-29T08:30:00+02:00
dTimStart: 2016-09-29T08:00:00+02:00
md: 20
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled TH with 20t overpull, POOH and racked DP stand
dTimEnd: 2016-09-29T09:00:00+02:00
dTimStart: 2016-09-29T08:30:00+02:00
md: 346
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to R/U casing tong
dTimEnd: 2016-09-29T09:15:00+02:00
dTimStart: 2016-09-29T09:00:00+02:00
md: 346
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U casing tong on the rig floor
dTimEnd: 2016-09-29T10:45:00+02:00
dTimStart: 2016-09-29T09:15:00+02:00
md: 346
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing and pulled TH above RKB. L/D TH assembly to deck. Changed BX inserts and installed power slips
dTimEnd: 2016-09-29T12:00:00+02:00
dTimStart: 2016-09-29T10:45:00+02:00
md: 346
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attempted to move TH to cantilever with PDM, too high winds
dTimEnd: 2016-09-29T12:30:00+02:00
dTimStart: 2016-09-29T12:00:00+02:00
md: 346
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to move TH from HTS to starboard side of the rig floor
dTimEnd: 2016-09-29T12:45:00+02:00
dTimStart: 2016-09-29T12:30:00+02:00
md: 346
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Moved TH from HTS and landed on starboard side of drill floor
dTimEnd: 2016-09-29T13:00:00+02:00
dTimStart: 2016-09-29T12:45:00+02:00
md: 346
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled and L/D 7 5/8in tubing, spooled ESP cable at the same time. Average pulling speed 5,3joints/hour. Totally pulled 12 joints
dTimEnd: 2016-09-29T15:15:00+02:00
dTimStart: 2016-09-29T13:00:00+02:00
md: 212
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Accidently dropped 212m of tubing string by operator error. Performed time out for safety conversation with all involved. Took pictures
dTimEnd: 2016-09-29T16:00:00+02:00
dTimStart: 2016-09-29T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: L/D tubing joint from HTS, removed power slips and R/D casing tong. Meanwhile inspected PRS before further use. Problem with FWD PRS. Moved casing tong to forward IRN track.
dTimEnd: 2016-09-29T18:00:00+02:00
dTimStart: 2016-09-29T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: P/U and M/U spear BHA to fish 7 5/8in tubing string. RIF and tagged top of the fish at 200m
dTimEnd: 2016-09-29T19:00:00+02:00
dTimStart: 2016-09-29T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: success
comments: Worked string f/ 200.1m to 200.7m with up to 6t WOB while rotating at 5rpm CCW 5kNM. Not able to engage the fish
dTimEnd: 2016-09-29T20:30:00+02:00
dTimStart: 2016-09-29T19:00:00+02:00
md: 200
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: success
comments: POOH w/ spear BHA from 200m to surface. Inspected spear. Observed bull nose missing in the well
dTimEnd: 2016-09-29T21:00:00+02:00
dTimStart: 2016-09-29T20:30:00+02:00
md: 8
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: success
comments: Evaluated situation. Discussed situation w/ onshore organisation. Meanwhile performed TBT to pick up junk mill BHA
dTimEnd: 2016-09-29T21:45:00+02:00
dTimStart: 2016-09-29T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U junk mill BHA
dTimEnd: 2016-09-29T22:15:00+02:00
dTimStart: 2016-09-29T21:45:00+02:00
md: 30
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: RIH w/ junk mill BHA to 194m. M/U TDS, took up/down weights 80t/76t. Tagged top of fish at 200m w/ 5t
dTimEnd: 2016-09-29T23:00:00+02:00
dTimStart: 2016-09-29T22:15:00+02:00
md: 200
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Evaluated situation. Discussed situation w/ onshore organisation. Agreed to carry on with setting EZSV and surface cement plug
dTimEnd: 2016-09-29T23:15:00+02:00
dTimStart: 2016-09-29T23:00:00+02:00
md: 200
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: POOH w/ junk mill BHA. L/D same
dTimEnd: 2016-09-30T00:00:00+02:00
dTimStart: 2016-09-29T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
Lithology and shows: