Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-07-08T00:00:00+02:00 to 2008-07-09T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-07-09T00:00:00+02:00
dTimDiaHoleStart: 2008-07-03T02:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Perforate well with BHA #8, interval #6 on WL. RD lubricator, risers and WL BOPs. Clean and clear rig floor. 
hpht: 0
md: 3750
mdCsgLast: 3695
mdDiaHoleStart: 3761
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 84
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Perforate well with BHA #6, interval #4 on WL. Perforate well with BHA #7, interval #5 on WL. 
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-07-08T11:00:00+02:00
density: 1.37
locationSample: Reserve pit
md: 3750
mudClass: oil based
presBopRating: 690
pv: 25
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 7.5
Pore pressure:
dTim: 2008-07-09T00:00:00+02:00
equivalentMudWeight: 1.02
md: 3006
readingKind: measured
Survey stations:
Activities:
comments: Continued to install tool catcher for Schlumberger cable head.
dTimEnd: 2008-07-08T00:30:00+02:00
dTimStart: 2008-07-08T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Built new cable head on 7/16" cable for BHA #6. Checked CCL and toolstring. Prepared to RU lubricator.

Meanwhile trouble shoot bleed off valve on grease skid.
dTimEnd: 2008-07-08T04:00:00+02:00
dTimStart: 2008-07-08T00:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box meeting and PU lubricator to vertical position on rig floor. Observed incorrect installation of hoses on lubricator.
dTimEnd: 2008-07-08T04:45:00+02:00
dTimStart: 2008-07-08T04:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: LD lubricator and re-arranged hoses.
dTimEnd: 2008-07-08T05:15:00+02:00
dTimStart: 2008-07-08T04:45:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- rig up/down
state: ok
stateDetailActivity: equipment failure
comments: PU lubricator to vertical position on rig floor. MU lubricator to lower riser.
dTimEnd: 2008-07-08T06:00:00+02:00
dTimStart: 2008-07-08T05:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Filled riser with 450 ltrs 100% MEG and pressure tested rig up to 30/185 bar 5/10 min. Ok. Broke lubricator at in-situ sub and checked CCL.
dTimEnd: 2008-07-08T08:30:00+02:00
dTimStart: 2008-07-08T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: MU and installed BHA #6 to perforate interval #4. Lowered orientating weight, 20 ft gun section and 30 ft gun section into lower riser section and hung off in C-plate. Filled it with 185 ltrs of Ramex. Connected and armed perforating guns according to Schlumberger procedure. Leak tested in-situ sub to 30/150 bar 5/10 min using Seawell pump and 100% MEG. Ok.
dTimEnd: 2008-07-08T10:45:00+02:00
dTimStart: 2008-07-08T08:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Bled down grease pressure and filled riser/lubricator with 280 ltrs of 100% MEG using cmt unit. Pressured up to 20 bar and equalized above HMV. Drain hose on lubricator parted.
dTimEnd: 2008-07-08T11:15:00+02:00
dTimStart: 2008-07-08T10:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Re-united and fixed splize on drain hose on lubricator.
dTimEnd: 2008-07-08T11:45:00+02:00
dTimStart: 2008-07-08T11:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- rig up/down
state: ok
stateDetailActivity: equipment failure
comments: Open HMV and SV (44 turns). 22.2 bar WHP and 256 bar on DHPG. RIH with BHA #6 to perforate interval #4 from surface to 235 m. Powered up logging unit with guns 70 m below seabed.
dTimEnd: 2008-07-08T12:15:00+02:00
dTimStart: 2008-07-08T11:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH with BHA #6 from 235 to 3100 m. PU 50 m every 500 m due to new cable. Ran carefully through DHSV and pulled back up to confirm that it was fully open.
dTimEnd: 2008-07-08T14:00:00+02:00
dTimStart: 2008-07-08T12:15:00+02:00
md: 3100
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed correlation log from 3100 m to 2975 m using CCL. Ran back down to 3048 m. Fired guns and perforated interval #4, from 3044 - 3059.2 m MDRT. Good indication of firing on DHPG.
dTimEnd: 2008-07-08T15:00:00+02:00
dTimStart: 2008-07-08T14:00:00+02:00
md: 3075
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH with BHA #6 from 3250 m to 250 m. Powered down logging unit with guns 70 m below seabed.
dTimEnd: 2008-07-08T17:00:00+02:00
dTimStart: 2008-07-08T15:00:00+02:00
md: 250
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued to POOH with BHA #5 from 250 m to OOH. WHP 33.7 bar and 263 bar on DHPG. Closed SV and HMV. Bled off XMT cross to 5.3 bar. Inflow tested HMV to 20-5.3 bar/10 min. Ok. Bled off pressure and flushed riser/lubricator with nitrogen. Cleaned rig floor due to slipping hazard.
dTimEnd: 2008-07-08T18:15:00+02:00
dTimStart: 2008-07-08T17:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held tool box meeting prior to LO guns and tractor. Isolated gas detector on rig floor. Broke lubricator at in-situ sub and LD guns and toolstring. All shots fired.
dTimEnd: 2008-07-08T20:00:00+02:00
dTimStart: 2008-07-08T18:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Changed to backup head without rebuilding rope socket, due to ECRD weak point. Checked CCL and toolstring.
dTimEnd: 2008-07-08T22:45:00+02:00
dTimStart: 2008-07-08T20:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: MU and installed BHA #7 to perforate interval #5. Lowered 30 ft gun section into lower riser section and hung off in C-plate.  Connected and armed perforating gun according to Schlumberger procedure.
dTimEnd: 2008-07-09T00:00:00+02:00
dTimStart: 2008-07-08T22:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: