Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-14T00:00:00+02:00 to 2013-09-15T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-15T00:00:00+02:00
dTimDiaHoleStart: 2013-09-12T18:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Wait on weather to run production riser.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 16
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Retrieved high pressure drilling riser.
Waited on weather.
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-14T20:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Pulled double riser joint (upper pup and splash zone joint). Disconnected same and laid out to cantilever.
dTimEnd: 2013-09-14T03:00:00+02:00
dTimStart: 2013-09-14T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled double riser joint (standard joint  #4 and #7). Disconnected same and laid out to cantilever.
dTimEnd: 2013-09-14T04:30:00+02:00
dTimStart: 2013-09-14T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled single joint #6. Disconnected same and laid out to cantilever.
dTimEnd: 2013-09-14T07:00:00+02:00
dTimStart: 2013-09-14T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Retrieved guidelines from seabed.
dTimEnd: 2013-09-14T09:00:00+02:00
dTimStart: 2013-09-14T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled single joint #3. Disconnected same and laid out to cantilever.
dTimEnd: 2013-09-14T10:30:00+02:00
dTimStart: 2013-09-14T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled lower riser pup joint. Disconnected same and laid out to cantilever.
dTimEnd: 2013-09-14T12:00:00+02:00
dTimStart: 2013-09-14T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Laid out stress joint and tieback connector to cantilever.
dTimEnd: 2013-09-14T12:45:00+02:00
dTimStart: 2013-09-14T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Transferred tension rings and wellhead equipment to rig floor.
dTimEnd: 2013-09-14T13:30:00+02:00
dTimStart: 2013-09-14T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited on weather.

Meanwhile: Performed general maintenance. Serviced forward and aft pipe racking systems.
dTimEnd: 2013-09-15T00:00:00+02:00
dTimStart: 2013-09-14T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: