Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-06-30T00:00:00+02:00 to 2016-07-01T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-01T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - RIH w/ WL cutter and cut DP
- POOH w/ DP
- RIH w/ dress off BHA and dress off csg stump
- M/U and RIH w/ cutter BHA, cut csg
- RIH w/ spear and fish 10 3/4 x 9 5/8 csg
hpht: 0
md: -999.99
mdCsgLast: 2507.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 16
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Waited for WL cutting equipment to be mobilized. Meanwhile worked on
repairing forward PRS
- Prepared BHAs for upcoming dressing and fishing runs
- R/U WL equipment
tightWell: 0
tvdCsgLast: 2445.8
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited for WL cutting equipment and personnel to be mobilized. Meanwhile worked on repairing forward PRS. Greased manifolds
dTimEnd: 2016-06-30T10:00:00+02:00
dTimStart: 2016-06-30T00:00:00+02:00
md: 2362
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Waited for WL cutting equipment and personnel to be mobilized. Meanwhile test run forward PRS
dTimEnd: 2016-06-30T12:00:00+02:00
dTimStart: 2016-06-30T10:00:00+02:00
md: 2362
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Waited for WL cutting equipment to be mobilized. Meanwhile worked on repairing forward PRS. L/O stand of 7in tbg
dTimEnd: 2016-06-30T13:30:00+02:00
dTimStart: 2016-06-30T12:00:00+02:00
md: 2362
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Waited for WL cutting equipment to be mobilized. Meanwhile worked on repairing forward PRS, trouble shoot PRS setdown load indication. Prepared for WL work. Changed out PS21 to master bushings, cleared rig floor.
dTimEnd: 2016-06-30T16:00:00+02:00
dTimStart: 2016-06-30T13:30:00+02:00
md: 2362
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Waited for WL cutting equipment to be mobilized. Meanwhile L/O 7in tbg stand from derrick. Rig down csg tong equipment, prepared to break out and changed spear assembly
dTimEnd: 2016-06-30T19:00:00+02:00
dTimStart: 2016-06-30T16:00:00+02:00
md: 2362
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Worked on preparing WL cutting equipment, hooked up logging container. Meanwhile prepared flat bottom milling assembly for the dress off run. Changed out damaged grapple on spear stand. R/B same
dTimEnd: 2016-07-01T00:00:00+02:00
dTimStart: 2016-06-30T19:00:00+02:00
md: 2362
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
Lithology and shows: