Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-10T00:00:00+02:00 to 2014-04-11T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-11T00:00:00+02:00
dTimDiaHoleStart: 2014-04-08T18:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with gun assy no 3.  Perforate interval # 3. POOH with wire line tool string no.3. M/U tool string and gun assy for run no 4. RIH with gun assy no 4. POOH with gun assy no 4.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 49
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Perforated interval from 3973 m to 3991 m. POOH from 3969 m with perforating gun assembly no. 1. L/D tractor and guns. P/U guns, tool string and new tractor for perforating run no. 2. RIH with perforation string on WL to 3250 m, tractor down to 3588 m. Perforated interval from 3936 m to 3954 m. POOH from 3933 m with perforating gun assembly no. 2 and L/D gun assy. Changed mystic grease, pump up oil and checked tractor.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-04-10T21:00:00+02:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Correlated to position guns at interval 1 from 3973 m to 3991 m. Firing depht 3969 m.
dTimEnd: 2014-04-10T00:30:00+02:00
dTimStart: 2014-04-10T00:00:00+02:00
md: 3991
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Pressured well up to 28 bar. (Well in10 bar underbalance)
dTimEnd: 2014-04-10T01:00:00+02:00
dTimStart: 2014-04-10T00:30:00+02:00
md: 3969
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval from 3973 m to 3991 m with WHP 28 bar. WHP stabilized at 33,5 bar.
dTimEnd: 2014-04-10T01:15:00+02:00
dTimStart: 2014-04-10T01:00:00+02:00
md: 3969
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3969 m to 900 m with perforating gun assembly no. 1.

dTimEnd: 2014-04-10T03:00:00+02:00
dTimStart: 2014-04-10T01:15:00+02:00
md: 900
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Due to false fire alarm, lost power to Schlumberger and Aker unit. Regained power.
Powered up units. Prepared for POOH with perforating gun assembly no. 1 from 900 m.
dTimEnd: 2014-04-10T04:15:00+02:00
dTimStart: 2014-04-10T03:00:00+02:00
md: 900
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: Schlumberger tested tractor prior to continued to POOH.
dTimEnd: 2014-04-10T04:45:00+02:00
dTimStart: 2014-04-10T04:15:00+02:00
md: 900
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: POOH from 900 m to 250 m with perforating gun assembly no. 1.
Powered down unit.
Oceaneering recovered guide funnel and performed survey of seabed.
dTimEnd: 2014-04-10T05:30:00+02:00
dTimStart: 2014-04-10T04:45:00+02:00
md: 250
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 250 m with perforating gun assembly no. 1.

dTimEnd: 2014-04-10T05:45:00+02:00
dTimStart: 2014-04-10T05:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tools in catcher. Closed SV, 36 bar. Closed HMW.
dTimEnd: 2014-04-10T06:00:00+02:00
dTimStart: 2014-04-10T05:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Inflow tested HMV with SIWHP 5 bar for 10 min. Meanwhile performed pre-job meeting prior to changing out tractor and L/O guns.
dTimEnd: 2014-04-10T07:15:00+02:00
dTimStart: 2014-04-10T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min.
dTimEnd: 2014-04-10T08:15:00+02:00
dTimStart: 2014-04-10T07:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator at QST. L/D tractor, tool string and guns.
dTimEnd: 2014-04-10T10:30:00+02:00
dTimStart: 2014-04-10T08:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U guns, tool string and new tractor for perforating run no. 2.
Checked and tested new tractor system.
dTimEnd: 2014-04-10T11:30:00+02:00
dTimStart: 2014-04-10T10:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U lubricator. Tested QTS with test pump on rig floor to 20/250 bar for 5/10 min.
Opened DHSV, HMV. and SV.
dTimEnd: 2014-04-10T12:30:00+02:00
dTimStart: 2014-04-10T11:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string no 2 on WL with 30 m/min according to program.
Toolstring stopped moving at 3250 m / 73 deg inclination.
dTimEnd: 2014-04-10T15:45:00+02:00
dTimStart: 2014-04-10T12:30:00+02:00
md: 3250
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string on WL using tractor from 3250 m to 3588 m.
Correlate across pup at 3588 m
dTimEnd: 2014-04-10T16:00:00+02:00
dTimStart: 2014-04-10T15:45:00+02:00
md: 3588
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated tool string according to program between 3936 m to 3954 m.
Orientation Pass 1 -0.8 m.
2nd pass up. 
3rd pass up. DO +0.2.
4th pass up. DO +0.2 m.
5th pass up.
dTimEnd: 2014-04-10T17:00:00+02:00
dTimStart: 2014-04-10T16:00:00+02:00
md: 3933
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval from 3936 m to 3954 m 
Bleed down wellhead pressure from 44 bar to 30 bar prior to fire.
dTimEnd: 2014-04-10T17:30:00+02:00
dTimStart: 2014-04-10T17:00:00+02:00
md: 3933
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3933 m with perforating gun assembly no. 2.
Shut down the unit @ 500 m.
dTimEnd: 2014-04-10T20:30:00+02:00
dTimStart: 2014-04-10T17:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tools in catcher. Closed SV, 36,5 bar. Closed HMW.
dTimEnd: 2014-04-10T20:45:00+02:00
dTimStart: 2014-04-10T20:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Inflow tested HMV with SIWHP 5 bar for 10 min. Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min. Meanwhile performed pre-job meeting prior to L/O guns.
dTimEnd: 2014-04-10T21:45:00+02:00
dTimStart: 2014-04-10T20:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min.
dTimEnd: 2014-04-10T22:00:00+02:00
dTimStart: 2014-04-10T21:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator at QST. L/D Gun assy no. 2.
dTimEnd: 2014-04-10T23:00:00+02:00
dTimStart: 2014-04-10T22:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Changed mystic grease on tractor.
dTimEnd: 2014-04-11T00:00:00+02:00
dTimStart: 2014-04-10T23:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: