Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-04-29T00:00:00+02:00 to 2008-04-30T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 3.6
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-04-30T00:00:00+02:00
dTimDiaHoleStart: 2008-04-26T13:00:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Nipple up the BOP. Pressure test riser/well/connector/BOP to 155 bar. Continued programmed maintenance of PRS and derrick inspection.
hpht: 0
md: 1083
mdCsgLast: 1076.9
mdDiaHoleStart: 1083
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 23
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Landed BOP riser jnt and made up same. Performed integrity test of HPDR to 30 bars / 10 min. Commenced nippling up the BOP.
tightWell: 0
tvd: 1082.5
tvdCsgLast: 1076.5
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2008-04-29T16:00:00+02:00
density: 1.3
locationSample: Reserve pit
md: 1083
mudClass: water based
presBopRating: 0
pv: -999.99
type: HPWBM
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-04-30T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1083
readingKind: estimated
Survey stations:
Activities:
comments: Installed tension ring, cylinders and the tensioning up system.

dTimEnd: 2008-04-29T04:00:00+02:00
dTimStart: 2008-04-29T00:00:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Applied 90 bars to the tension cylinders, equal to 150 MT.

dTimEnd: 2008-04-29T04:15:00+02:00
dTimStart: 2008-04-29T04:00:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected the HPDR lifting sub and retrieved same  to the rig floor.

dTimEnd: 2008-04-29T05:00:00+02:00
dTimStart: 2008-04-29T04:15:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Laid out riser spider and installed master bushing. Prepared for installation of hatch covers.

dTimEnd: 2008-04-29T06:00:00+02:00
dTimStart: 2008-04-29T05:00:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed hatch cover on F-13 & F-15. Found that tension system not filled with Nitrogen.

dTimEnd: 2008-04-29T07:00:00+02:00
dTimStart: 2008-04-29T06:00:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and ran in with the HPDR lifting sub and made up same. Released hydraulic pressure to the tension cylinders and kept 132 MT on the string. Filled damper tank with Nitrogen. Applied 90 bars hydraulic pressure to the tension cylinders = 150 MT. Disconnected the HPDR lifting sub and retrieved same to rig floor.

dTimEnd: 2008-04-29T10:00:00+02:00
dTimStart: 2008-04-29T07:00:00+02:00
md: 136.5
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Held tool box talk and ran in with BOP riser jnt and landed same. Secured hatch and made up the BOP riser jnt to the HPDR tension jnt.

dTimEnd: 2008-04-29T12:15:00+02:00
dTimStart: 2008-04-29T10:00:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and lined up kill and equalized F-12 flow line for opening up production.

dTimEnd: 2008-04-29T14:00:00+02:00
dTimStart: 2008-04-29T12:15:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Completed making up the BOP riser jnt. Cleared the well bay area.

dTimEnd: 2008-04-29T15:45:00+02:00
dTimStart: 2008-04-29T14:00:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Filled up riser with SW and performed integrity test of the HPDR to 30 bars / 10 min.

dTimEnd: 2008-04-29T16:45:00+02:00
dTimStart: 2008-04-29T15:45:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleared well area for Vetco equipment.
* Continued programmed maintenance of the aft PRS.
dTimEnd: 2008-04-29T17:00:00+02:00
dTimStart: 2008-04-29T16:45:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared equipment for nippling the BOP.
* Continued programmed maintenance of the aft PRS.
dTimEnd: 2008-04-29T20:00:00+02:00
dTimStart: 2008-04-29T19:00:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Built scaffolding around the BOP riser.
* Continued programmed maintenance of the aft PRS.
dTimEnd: 2008-04-29T21:30:00+02:00
dTimStart: 2008-04-29T21:00:00+02:00
md: 136.5
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: