Daily Drilling Report
Well: NO 15/9-F-1 A
Report period: 2013-08-29T00:00:00+02:00 to 2013-08-30T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-20T05:00:00+02:00
dateDrillComplete: 2013-08-29
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-08-30T00:00:00+02:00
dTimDiaHoleStart: 2013-08-26T22:15:00+02:00
distDrill: 62
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 2617
mdCsgLast: 2595.4
mdDiaHoleStart: 3682
mdPlanned: -999.99
mdPlugTop: 2545
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 7
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: P/U and M/U 12 1/4" BHA.
RIH on 5 1/2" DP.
Performed choke drill.
Drilled out cement and kicked off well to F-1 B.
tightWell: 0
tvdCsgLast: 2446.8
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-08-29T09:00:00+02:00
density: 1.32
locationSample: Flowline
md: 2545
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
dTim: 2013-08-29T15:00:00+02:00
density: 1.28
locationSample: Flowline
md: 2620
mudClass: oil based
presBopRating: 345
pv: -999.99
type: Enviromul Yellow
visFunnel: -999.99
yp: -999.99
dTim: 2013-08-29T21:00:00+02:00
density: 1.28
locationSample: Flowline
md: 2707
mudClass: oil based
presBopRating: 345
pv: 38
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
Pore pressure:
Survey stations:
Activities:
comments: P/U and M/U 12 1/4" BHA, picked up HWDP, M/U jar and accelerator. Installed totco ring on top of accelerator.
dTimEnd: 2013-08-29T02:15:00+02:00
dTimStart: 2013-08-29T00:00:00+02:00
md: 247
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed master bushing, installed PS21 slips.
dTimEnd: 2013-08-29T02:30:00+02:00
dTimStart: 2013-08-29T02:15:00+02:00
md: 247
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH w/ 12 1/4"  BHA on 5 1/2"  DP from 247 m to 1020 m . Avg. tripping speed 618 m/hr.
dTimEnd: 2013-08-29T03:45:00+02:00
dTimStart: 2013-08-29T02:30:00+02:00
md: 1020
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Filled string and emptied TT
dTimEnd: 2013-08-29T04:15:00+02:00
dTimStart: 2013-08-29T03:45:00+02:00
md: 1020
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH on 5 1/2" DP from 1020 m to 1860 m . Avg. tripping speed 840 m/hr.
dTimEnd: 2013-08-29T05:15:00+02:00
dTimStart: 2013-08-29T04:15:00+02:00
md: 1860
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Filled string and emptied TT.
dTimEnd: 2013-08-29T05:30:00+02:00
dTimStart: 2013-08-29T05:15:00+02:00
md: 1860
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH on 5 1/2" DP from 1860 m to 2467 m. Avg. tripping speed 810 m/hr.
dTimEnd: 2013-08-29T06:15:00+02:00
dTimStart: 2013-08-29T05:30:00+02:00
md: 2467
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Filled string and emptied TT.
dTimEnd: 2013-08-29T06:30:00+02:00
dTimStart: 2013-08-29T06:15:00+02:00
md: 2467
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Closed BOP and performed choke drill with both shifts, driller, AD and lead driller.
dTimEnd: 2013-08-29T07:30:00+02:00
dTimStart: 2013-08-29T06:30:00+02:00
md: 2467
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH from 2467 m to 2507 m, M/U TDS.
dTimEnd: 2013-08-29T07:45:00+02:00
dTimStart: 2013-08-29T07:30:00+02:00
md: 2507
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Washed from 2507 m to 2555 m w/ 2300 l/min, 120 bar, 20 RPM, 8 kNm.
Tagged TOC at 2555 m.
dTimEnd: 2013-08-29T08:30:00+02:00
dTimStart: 2013-08-29T07:45:00+02:00
md: 2555
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Drilled excess cement from 2555 m to 2595 m, WOB 6 tonne. 2300 l/min/ 123 bar.  20 rpm / 12 - 18 kNm. 
Reduced MW while drilling cement from 1,32 SG to 1,28 SG.
dTimEnd: 2013-08-29T11:00:00+02:00
dTimStart: 2013-08-29T08:30:00+02:00
md: 2595
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Downlinked set tools ribs off.
dTimEnd: 2013-08-29T11:30:00+02:00
dTimStart: 2013-08-29T11:00:00+02:00
md: 2595
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Drilled from 2595 m to 2604 m in steps to clean shoe area and rathole with 2300 lpm, 113 bar, 20 rpm, 10 - 16 kNm, WOB 1-3 tonne. Softer cement in the rat hole.
dTimEnd: 2013-08-29T12:00:00+02:00
dTimStart: 2013-08-29T11:30:00+02:00
md: 2604
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Pulled back to 2588 m, tared CoPilot, downlinked to set tools for K/O, reamed in to 2604 m.
dTimEnd: 2013-08-29T12:30:00+02:00
dTimStart: 2013-08-29T12:00:00+02:00
md: 2604
phase: fixed
proprietaryCode: drilling -- ream
state: ok
stateDetailActivity: success
comments: Kicked off from 2604 m. Drilled from 2604 m to 2617 m, WOB 3 - 5 tonne. 2800 l/min/ 153 bar.  40 rpm / 13 - 17 kNm. Controlled ROP to 5 m/hr.
Drilled as per Baker DD instructions. 
Bending moment and NB Inc. indicating successful sidetrack at 2617 m.
Last Report on F-1 A, continue reporting on F-1 B.
dTimEnd: 2013-08-29T15:30:00+02:00
dTimStart: 2013-08-29T12:30:00+02:00
md: 2617
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: