Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-12-06T00:00:00+01:00 to 2014-12-07T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-12-07T00:00:00+01:00
dTimDiaHoleStart: 2014-11-27T09:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: End of operation
hpht: 0
md: -999.99
mdCsgLast: 4087.1
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 10
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: R/D WL equipment. Leak tested XT-tree valves. Handed well over OM. Prepared WL equipment for backload. Finished demobilize. End of operation
tightWell: 0
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Spooled inn hydr hoses and BOP hoses. Tidy drill floor.
dTimEnd: 2014-12-06T01:00:00+01:00
dTimStart: 2014-12-06T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: R/D BOP, lower riser, chiksan and hoses on well head. Installed blind cap on KWV.
dTimEnd: 2014-12-06T04:00:00+01:00
dTimStart: 2014-12-06T01:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Prepared pressure control equipment for backload.
dTimEnd: 2014-12-06T05:20:00+01:00
dTimStart: 2014-12-06T04:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Filled XT-cross and leak tested top cap and KVW blind cap to 20/345 bar 5/10 min.

dTimEnd: 2014-12-06T06:00:00+01:00
dTimStart: 2014-12-06T05:20:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Inflow tested SV with 130 bar diff pressure, monitored pressure on top cap.
dTimEnd: 2014-12-06T06:30:00+01:00
dTimStart: 2014-12-06T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Bled of pressure in XT cross. Disconnected leak test hose from XT.
dTimEnd: 2014-12-06T07:00:00+01:00
dTimStart: 2014-12-06T06:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Checked XT valve status. Handed well over OM.
***************** Ended operation on well *******************

dTimEnd: 2014-12-06T07:45:00+01:00
dTimStart: 2014-12-06T07:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Continued preparing WL equipment for backload.
dTimEnd: 2014-12-06T12:00:00+01:00
dTimStart: 2014-12-06T07:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Cleaned and tidy pipe deck. Prepared remaining WL equipment for backload.
Finished demobilize.
-------------------------------  End of operation  -----------------------------------

dTimEnd: 2014-12-06T18:00:00+01:00
dTimStart: 2014-12-06T12:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: