Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-04T00:00:00+02:00 to 2014-04-05T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-05T00:00:00+02:00
dTimDiaHoleStart: 2014-04-03T03:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 7" completion string. Perform space out. Install hanger and terminate cable. Land hanger and set packer and pressure test. R/D tubing equipment. R/U wire line for pulling 7" EVO plug.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 43
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RIH with 7" completion string to 2440 m. P/U and M/U assembly # 5 DHSV and terminated cable.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-04-04T21:00:00+02:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: RIH with 7" completion string 29 ppf slick joints from 738 m to 845 m.  Average 6 joints/hr.
dTimEnd: 2014-04-04T01:30:00+02:00
dTimStart: 2014-04-04T00:00:00+02:00
md: 845
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Inspected and serviced slips, elevator and tubing tong.
dTimEnd: 2014-04-04T01:45:00+02:00
dTimStart: 2014-04-04T01:30:00+02:00
md: 845
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" completion string 29 ppf slick joints from 845 m to 1140 m.  Average 6 joints/hr.
dTimEnd: 2014-04-04T06:00:00+02:00
dTimStart: 2014-04-04T01:45:00+02:00
md: 1140
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" completion string 29 ppf slick joints from 1140 m to 1199 m.  Average 6 joints/hr.
dTimEnd: 2014-04-04T07:00:00+02:00
dTimStart: 2014-04-04T06:00:00+02:00
md: 1199
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with crew prior to run 7" completion string.
dTimEnd: 2014-04-04T07:15:00+02:00
dTimStart: 2014-04-04T07:00:00+02:00
md: 1199
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Inspected and serviced slips, elevator and tubing tong.
dTimEnd: 2014-04-04T07:45:00+02:00
dTimStart: 2014-04-04T07:15:00+02:00
md: 1199
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" completion string 29 ppf slick joints from 1199 m to 2098 m.  Average 6 joints/hr.
dTimEnd: 2014-04-04T19:00:00+02:00
dTimStart: 2014-04-04T07:45:00+02:00
md: 2098
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with crew prior to run 7" completion string.
dTimEnd: 2014-04-04T19:15:00+02:00
dTimStart: 2014-04-04T19:00:00+02:00
md: 2098
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" completion string 29 ppf slick joints from 2098 m to 2440 m.  Average 7 joints/hr. 
Counted number of tubing left on deck prior to P/U DHSV.
dTimEnd: 2014-04-04T23:00:00+02:00
dTimStart: 2014-04-04T19:15:00+02:00
md: 2440
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U assembly # 5 DHSV. Terminated cable according to procedure.
dTimEnd: 2014-04-05T00:00:00+02:00
dTimStart: 2014-04-04T23:00:00+02:00
md: 2440
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: