Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-06T00:00:00+01:00 to 2008-01-07T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-07T00:00:00+01:00
dTimDiaHoleStart: 2008-01-03T16:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Repair AFT PRS.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 0
mdPlanned: -999.99
mdPlugTop: 3480
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 104
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Built scaffolding in derrick. Worked on aft PRS. Waited for qualified rest of scaffolding crews.
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-06T21:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-07T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Waited on qualified rest for scaffolding crew.

Meanwhile :
-Changed oil cooler on TDS
-Brought scaffolding material to derrick
-Emptied skimmer tank
-Made measurements for spare parts on FWD PRS
-Checked and measured completion assemblies

dTimEnd: 2008-01-06T06:00:00+01:00
dTimStart: 2008-01-06T00:00:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Seafastened AFT PRS.
dTimEnd: 2008-01-06T07:45:00+01:00
dTimStart: 2008-01-06T06:00:00+01:00
md: 2235
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Held toolbox talk prior to building scaffolding around AFT PRS. Built scaffolding. Prepared security net for installation underneath AFT PRS working area.
dTimEnd: 2008-01-06T17:00:00+01:00
dTimStart: 2008-01-06T07:45:00+01:00
md: 2235
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Held toolbox talk. Installed canvas around scaffolding. Prepared for installing security net. Had to abort manriding operations due to maintenance of Siemens system and risk of main power loss.
dTimEnd: 2008-01-06T17:30:00+01:00
dTimStart: 2008-01-06T17:00:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Performed upgrade of Siemens system. Meanwhile continued to install canvas around scaffolding. Prepared lights for installation on scaffolding work platform.
dTimEnd: 2008-01-06T19:30:00+01:00
dTimStart: 2008-01-06T17:30:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Installed security net around AFT PRS scaffolding platform. Transferred tools and equipment to derrrick.
dTimEnd: 2008-01-06T22:15:00+01:00
dTimStart: 2008-01-06T19:30:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Mechanics worked on AFT PRS.
dTimEnd: 2008-01-06T23:30:00+01:00
dTimStart: 2008-01-06T22:15:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Held toolbox talk. Rigged down security net due to wrong allignment/position of PRS relative to scaffolding platform.
dTimEnd: 2008-01-07T00:00:00+01:00
dTimStart: 2008-01-06T23:30:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
Lithology and shows: