Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-11-10T00:00:00+01:00 to 2013-11-11T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-11-11T00:00:00+01:00
dTimDiaHoleStart: 2013-11-09T22:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 1380
mdCsgLast: 1368.4
mdDiaHoleStart: 2637
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 83
ropCurrent: -999.99
sum24Hr: None
tightWell: 0
tvdCsgLast: 1340.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Plugged in and programmed MWD tools.
dTimEnd: 2013-11-10T00:30:00+01:00
dTimStart: 2013-11-10T00:00:00+01:00
md: 25
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up DC`s, jar and accelerator. RIH with 17 1/2" BHA from 25m to 112m
dTimEnd: 2013-11-10T02:45:00+01:00
dTimStart: 2013-11-10T00:30:00+01:00
md: 112
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: RIH with 17 1/2" BHA on 5 1/2" HWDP from 112m to 234m.
dTimEnd: 2013-11-10T03:00:00+01:00
dTimStart: 2013-11-10T02:45:00+01:00
md: 234
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Removed master bushings and installed PS-21 slips.
dTimEnd: 2013-11-10T03:15:00+01:00
dTimStart: 2013-11-10T03:00:00+01:00
md: 234
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with 17 1/2" BHA on 5 1/2" DP from 234 to 1271m.
dTimEnd: 2013-11-10T05:00:00+01:00
dTimStart: 2013-11-10T03:15:00+01:00
md: 1271
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Filled pipe
dTimEnd: 2013-11-10T05:15:00+01:00
dTimStart: 2013-11-10T05:00:00+01:00
md: 1271
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Performed choke drill
dTimEnd: 2013-11-10T05:45:00+01:00
dTimStart: 2013-11-10T05:15:00+01:00
md: 1271
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Washed down with 17 1/2" bha from 1271m to 1351m at 2500 liter/min, 105 bar. Tagged firmed cement at 1351 meter
dTimEnd: 2013-11-10T06:15:00+01:00
dTimStart: 2013-11-10T05:45:00+01:00
md: 1351
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Performed downlink with 3600 liter/min, 220 bar
dTimEnd: 2013-11-10T07:00:00+01:00
dTimStart: 2013-11-10T06:15:00+01:00
md: 1351
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Drilled cement from 1351m to 1373 m with 3000-3810 liter/min, 155-230 bar, 122 rpm, 11-17 kNm, ROP 12-14 m/hr, WOB 3-5 ton, ECD 1.437 sg, Max gas 0,02 %.
dTimEnd: 2013-11-10T10:00:00+01:00
dTimStart: 2013-11-10T07:00:00+01:00
md: 1373
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued to K/O from F-15 C to F-15 D. Drilled with reduced rate from 1373m with 3000-4010 litre/min, 155-237 bar, 122 rpm, 6-12 kNm, ROP 2-5 m/hr, WOB 3-5 ton, ECD 1,438 sg, Max gas 0,04%

At 14:00 hrs, 1380m MD, 50% cuttings was observed

*****Reporting continued on F-15 D******
dTimEnd: 2013-11-10T14:00:00+01:00
dTimStart: 2013-11-10T10:00:00+01:00
md: 1380
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: