Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2015-08-10T00:00:00+02:00 to 2015-08-11T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
daysBehind: 3.1
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-08-11T00:00:00+02:00
dTimDiaHoleStart: 2015-08-05T11:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Waiting for new Add-on drum with 7/16'' cable from onshore.
hpht: 0
md: -999.99
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 6
ropCurrent: -999.99
sum24Hr: Waited for new Add-on drum with 7/16'' cable from onshore.
tightWell: 0
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Not able to continue operation with cable. Had to order new cable from onshore.
Meanwhile: Checked tractor failure. Cleaned drill floor. Prepared Add-on drum to be shipped onshore.

dTimEnd: 2015-08-10T04:30:00+02:00
dTimStart: 2015-08-10T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Waited on new cable from onshore.

dTimEnd: 2015-08-10T06:00:00+02:00
dTimStart: 2015-08-10T04:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Waited on new cable from onshore.
dTimEnd: 2015-08-10T18:00:00+02:00
dTimStart: 2015-08-10T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Waited on new cable from onshore.
dTimEnd: 2015-08-11T00:00:00+02:00
dTimStart: 2015-08-10T18:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
Lithology and shows: