Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-18T00:00:00+01:00 to 2014-02-19T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-19T00:00:00+01:00
dTimDiaHoleStart: 2014-02-03T20:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Circulate to condition mud. Pump HiVis pill and displaced same.
POOH to 1399 m. M/U cement assy. Pump spacer. Pump cement. Displace cement. 
POOH to 1220 m. Circulate btm up and POOH. L/D cement assy. 
M/U 17 1/2" BHA and RIH to 1200 m. WOC.

hpht: 0
md: 2878
mdCsgLast: 1348.4
mdDiaHoleStart: 3147
mdPlanned: -999.99
mdPlugTop: 2878
presTestType: formation integrity test
reportNo: 25
ropCurrent: -999.99
sum24Hr: Continued to retrieve 13 3/8" Seal assy. POOH with same.
RIH with 13 3/8" Spear and engaged same.
POOH with 13 3/8" casing Spear. Continued to POOH with 13 3/8" casing joints and L/D same to deck.
Rigged down casing handling equipment.
RIH with 20" Nominal Bore Protector to 132 m.
tightWell: 0
tvdCsgLast: 1336.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-18T21:00:00+01:00
density: 1.4
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 40
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
dTim: 2014-02-18T14:00:00+01:00
density: 1.4
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 40
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
Pore pressure:
Survey stations:
Activities:
comments: Opened Annular. Short TBT for landing and dis-engaging Seal assy.
Landed off on seal assy. Closed Annular with 600 psi.
dTimEnd: 2014-02-18T00:30:00+01:00
dTimStart: 2014-02-18T00:00:00+01:00
md: 174
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Released Seal assy as per procedure.
Monitored for pressure build up on choke gauge. No pressure seen.
Opened choke fully and opened Annular.
dTimEnd: 2014-02-18T01:00:00+01:00
dTimStart: 2014-02-18T00:30:00+01:00
md: 185
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with Jet sub and Seal assy RT with Seal assy on 5 1/2" HWDP.
Restricted speed.
dTimEnd: 2014-02-18T01:30:00+01:00
dTimStart: 2014-02-18T01:00:00+01:00
md: 47
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed Seal assy from retrieving tool.
Re-dressed Seal assy RT. L/D same.
dTimEnd: 2014-02-18T02:00:00+01:00
dTimStart: 2014-02-18T01:30:00+01:00
md: 47
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Racked back stand and L/D Jet Sub.
dTimEnd: 2014-02-18T02:15:00+01:00
dTimStart: 2014-02-18T02:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared Rig Floor.
Low level on TDS gear box oil.
dTimEnd: 2014-02-18T02:30:00+01:00
dTimStart: 2014-02-18T02:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Observed low level on TDS gear box. Refilled oil. 							

dTimEnd: 2014-02-18T03:15:00+01:00
dTimStart: 2014-02-18T02:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT
dTimEnd: 2014-02-18T03:30:00+01:00
dTimStart: 2014-02-18T03:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: P/U and L/D 13 3/8" Cutter assy.
dTimEnd: 2014-02-18T04:00:00+01:00
dTimStart: 2014-02-18T03:30:00+01:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: P/U 13 3/8" Spear assy. Inspected and prepared same.
dTimEnd: 2014-02-18T04:30:00+01:00
dTimStart: 2014-02-18T04:00:00+01:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: RIH with Spear assy on 5 1/2" HWDP to 119 m.
Up/down weights: 81/78 T
dTimEnd: 2014-02-18T05:00:00+01:00
dTimStart: 2014-02-18T04:30:00+01:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Engaged Spear at 140 m.
Pulled 13 3/8" casing free with 190 T on weight indicator.
dTimEnd: 2014-02-18T05:30:00+01:00
dTimStart: 2014-02-18T05:00:00+01:00
md: 1399
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Pumped 1,8 SG slug.
Started to POOH to 1370 m with 13 3/8" Spear and casing on 5 1/2" HWDP.
dTimEnd: 2014-02-18T06:00:00+01:00
dTimStart: 2014-02-18T05:30:00+01:00
md: 1370
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Continued POOH with 13 3/8" Spear and casing on 5 1/2" HWDP to Spear/casing at surface.
dTimEnd: 2014-02-18T06:30:00+01:00
dTimStart: 2014-02-18T06:00:00+01:00
md: 1259
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Attempted to release Spear. No go.
M/U TDS to stand and B/O Spear with 2 rpm/5 kNm. Spear free.
dTimEnd: 2014-02-18T07:15:00+01:00
dTimStart: 2014-02-18T06:30:00+01:00
md: 1259
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Held TBT for rigging up
dTimEnd: 2014-02-18T07:30:00+01:00
dTimStart: 2014-02-18T07:15:00+01:00
md: 1259
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Rigged up casing handling equipment for 13 3/8" casing.
dTimEnd: 2014-02-18T08:45:00+01:00
dTimStart: 2014-02-18T07:30:00+01:00
md: 1259
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: B/O and L/D 13 3/8" casing Hanger pup.
POOH with 13 3/8" casing joints from 1259 m to 5 m.
Pulled 9,4 joints/hr in average.
dTimEnd: 2014-02-18T18:30:00+01:00
dTimStart: 2014-02-18T08:45:00+01:00
md: 5
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: L/D 13 3/8" joint with cut.
Prepared for rigging down casing handling equipment.
dTimEnd: 2014-02-18T19:00:00+01:00
dTimStart: 2014-02-18T18:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Held TBT with ongoing crew for rigging down casing handling equipment.
dTimEnd: 2014-02-18T19:15:00+01:00
dTimStart: 2014-02-18T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Rigged down casing handling equipment.
dTimEnd: 2014-02-18T21:30:00+01:00
dTimStart: 2014-02-18T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Cleaned and cleared Rig Floor.
dTimEnd: 2014-02-18T21:45:00+01:00
dTimStart: 2014-02-18T21:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Held TBT for L/D Spear assy
dTimEnd: 2014-02-18T22:00:00+01:00
dTimStart: 2014-02-18T21:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: L/O Spear assy from setback.
dTimEnd: 2014-02-18T22:45:00+01:00
dTimStart: 2014-02-18T22:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Held TBT for running Nominal Bore Protector
dTimEnd: 2014-02-18T23:00:00+01:00
dTimStart: 2014-02-18T22:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U Jet sub, stand of 5 1/2" HWDP and NBP RT.
Installed 20" Nominal Bore Protector on RT.
dTimEnd: 2014-02-18T23:30:00+01:00
dTimStart: 2014-02-18T23:00:00+01:00
md: 45
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH on 5 1/2" HWDP with Jet sub and NBP RT to 132 m.
Connected TDS.
dTimEnd: 2014-02-19T00:00:00+01:00
dTimStart: 2014-02-18T23:30:00+01:00
md: 132
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: