Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-07-10T00:00:00+02:00 to 2008-07-11T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-07-11T00:00:00+02:00
dTimDiaHoleStart: 2008-07-03T02:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None.
hpht: 0
md: 3750
mdCsgLast: 3695
mdDiaHoleStart: 3761
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 86
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: RD lubricator, risers and WL BOPs. Clean and clear rig floor. Leak tested tree cap, XMT cross and KWV cap. Handed over well to Mærsk production.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-07-10T11:00:00+02:00
density: 1.37
locationSample: Reserve pit
md: 3750
mudClass: oil based
presBopRating: 690
pv: 25
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 7.5
Pore pressure:
dTim: 2008-07-11T00:00:00+02:00
equivalentMudWeight: 1.02
md: 3006
readingKind: measured
Survey stations:
Activities:
comments: Inflow tested HMV to 67-5 bar/10 min. Ok. Bled off pressure. Opened KWV and equalized and opened HMV using 100% MEG and cmt unit. Closed DHSV. Bullheaded 3 m3 100% MEG followed by 6.3 m3 of basoil at 500 lpm / 77 bar. Bled off pressure above DHSV to 5 bar and inflow tested DHSV to 67-5 bar for 30 min. Ok. Bled off pressure above DHSV to zero.
dTimEnd: 2008-07-10T03:00:00+02:00
dTimStart: 2008-07-10T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed HMV. Flushed XMT, riser and lubricator with nitrogen to closed drain.
dTimEnd: 2008-07-10T03:45:00+02:00
dTimStart: 2008-07-10T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box meeting prior to LO guns. Broke lubricator at in-situ sub and LD guns and toolstring. All shots fired.
dTimEnd: 2008-07-10T05:15:00+02:00
dTimStart: 2008-07-10T03:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Closed all XMT valves. Cut 7/16" cable and started to RD WL lubricator on rig floor.
dTimEnd: 2008-07-10T06:00:00+02:00
dTimStart: 2008-07-10T05:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RD lubricator and WL upper risers sections. 

dTimEnd: 2008-07-10T10:00:00+02:00
dTimStart: 2008-07-10T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Removed scaffolding from WL BOP and shut down F-4 injection due to need of changing actuator.
dTimEnd: 2008-07-10T10:30:00+02:00
dTimStart: 2008-07-10T10:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RD WL BOP's and placed below moonpool hatch. Removed lower riser sections from XMT and lifted to rig floor.

dTimEnd: 2008-07-10T12:30:00+02:00
dTimStart: 2008-07-10T10:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Installed XMT tree cap. Transferred operation of HMV and DHSV from WL controlled panel to Mærsk production. Removed kill line hose and installed 1502 weco blind cap outside KWV.
dTimEnd: 2008-07-10T14:15:00+02:00
dTimStart: 2008-07-10T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed half moon hatch and lowered down actuator for F-4. Installed full hatch on F-14.
dTimEnd: 2008-07-10T15:30:00+02:00
dTimStart: 2008-07-10T14:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Leak tested tree cap, XMT cross and KWV cap to 35/345 bar for 5/10 min using Seawell pump and 100% MEG. Ok. Bled off pressure. 

Meanwhile removed WL BOP's from moonpool and performed skidding checks.
dTimEnd: 2008-07-10T17:00:00+02:00
dTimStart: 2008-07-10T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed well hand over activities. Verified that all valves on XMT and DHSV were closed. Meanwhile continued to remove WL equipment from rig floor. 

Handed well over to Maersk production at 18:00. ****************END OF OPERATIONS****************
dTimEnd: 2008-07-10T18:00:00+02:00
dTimStart: 2008-07-10T17:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: