Daily Drilling Report
Well: NO 15/9-F-15 A
Report period: 2009-01-01T00:00:00+01:00 to 2009-01-02T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-12-11T15:00:00+01:00
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-01-02T00:00:00+01:00
dTimDiaHoleStart: 2008-12-24T10:00:00+01:00
diaHole: 8.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH /  Wash down with 8 1/2" drilling BHA from 2635 m to TD. Drill 8 1/2" hole section from 3180 m to 3340 m. 
hpht: 0
md: 3180
mdCsgLast: 2561.8
mdDiaHoleStart: 2591
mdPlanned: -999.99
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 22
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Continued POOH with 8 1/2" drilling BHA from 1933 m to OOH. Changed out Xceed and MWD, changed batteries and downloaded data. RIH with 8 1/2" drilling BHA from surface to 2594 m. RIH / Wash down with 8 1/2" drilling BHA from 2594 m to 2635 m. 
tightWell: 0
tvd: 2816
tvdCsgLast: 2416.2
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2009-01-01T03:30:00+01:00
density: 1.32
locationSample: Flowline
md: 3149
mudClass: oil based
presBopRating: 690
pv: 20
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 11.5
dTim: 2009-01-01T21:00:00+01:00
density: 1.32
locationSample: Active pit
md: 3179
mudClass: oil based
presBopRating: 690
pv: 21
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10.5
dTim: 2009-01-01T09:00:00+01:00
density: 1.32
locationSample: Flowline
md: 3179
mudClass: oil based
presBopRating: 690
pv: 21
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 11
Pore pressure:
dTim: 2009-01-02T00:00:00+01:00
equivalentMudWeight: 1.16
md: 3180
readingKind: estimated
dTim: 2009-01-02T00:00:00+01:00
equivalentMudWeight: 1.28
md: 3990
readingKind: estimated
Survey stations:
Activities:
comments: Continued circulating btms up inside 13 3/8" csg shoe. Parameters : 2150 lpm / SPP 139 bar. 

Meanwhile serviced TDS and aft PRS.
dTimEnd: 2009-01-01T00:30:00+01:00
dTimStart: 2009-01-01T00:00:00+01:00
md: 2536
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flow checked well. Stable.
dTimEnd: 2009-01-01T01:00:00+01:00
dTimStart: 2009-01-01T00:30:00+01:00
md: 2536
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pumped 5 m3 1.57 sg slug.
dTimEnd: 2009-01-01T01:15:00+01:00
dTimStart: 2009-01-01T01:00:00+01:00
md: 2536
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Changed BX-elevator.
dTimEnd: 2009-01-01T02:00:00+01:00
dTimStart: 2009-01-01T01:15:00+01:00
md: 2536
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" drilling BHA from 2536 m to 1933 m. Had to reset SBC for aft iron roughneck.
dTimEnd: 2009-01-01T03:30:00+01:00
dTimStart: 2009-01-01T02:00:00+01:00
md: 1933
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Investigated and repaired hydraulic leak on hose in cable tray on aft PRS drag chain in derrick.
dTimEnd: 2009-01-01T06:00:00+01:00
dTimStart: 2009-01-01T03:30:00+01:00
md: 1933
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Changed leaking hydraulic hose in cable tray on aft PRS drag chain in derrick.

Meanwhile function tested BOP and flushed choke & kill lines. De-isolated and function tested aft PRS.
dTimEnd: 2009-01-01T08:45:00+01:00
dTimStart: 2009-01-01T06:00:00+01:00
md: 1933
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH with 8 1/2" BHA from 1933 m to 1728 m on 5 1/2" DP.
dTimEnd: 2009-01-01T09:00:00+01:00
dTimStart: 2009-01-01T08:45:00+01:00
md: 1743
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: LO XO and changed to 5" handling equipment.
dTimEnd: 2009-01-01T09:30:00+01:00
dTimStart: 2009-01-01T09:00:00+01:00
md: 1743
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" BHA from 1743 m to 140 m on 5" DP.
dTimEnd: 2009-01-01T11:45:00+01:00
dTimStart: 2009-01-01T09:30:00+01:00
md: 140
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flow checked well. Static. Removed PS21 slips and installed master bushings.

Meanwhile changed out BX-elevator.
dTimEnd: 2009-01-01T12:30:00+01:00
dTimStart: 2009-01-01T11:45:00+01:00
md: 140
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued to POOH with 8 1/2" BHA from 140 m to 43 m. At 13:00 hrs held tool box talk and sat back stnd of 5" HWDP that came out of fingerboard during racking.
dTimEnd: 2009-01-01T13:45:00+01:00
dTimStart: 2009-01-01T12:30:00+01:00
md: 43
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed radio active source from Ecoscope. Broke out and LD MWD tools and Xceed.
dTimEnd: 2009-01-01T16:15:00+01:00
dTimStart: 2009-01-01T13:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to PU new 8 1/2" drilling BHA. Meanwhile functioned shear rams and cleaned & cleared rig floor.
dTimEnd: 2009-01-01T16:45:00+01:00
dTimStart: 2009-01-01T16:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: PU backup Xceed and MU to new 8 1/2" PDC bit. Downloaded data from Ecoscope. MU Ecoscope and inserted radioactive source. MU and RIH with Sonic Vison and Stetoscope to 42 m and activated new batteries.

Meanwhile cleaned drill floor and shaker areas.
dTimEnd: 2009-01-01T20:30:00+01:00
dTimStart: 2009-01-01T16:45:00+01:00
md: 42
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Changed elevator inserts to 5". RIH with 8 1/2" BHA from 42 m to 99 m.
dTimEnd: 2009-01-01T21:30:00+01:00
dTimStart: 2009-01-01T20:30:00+01:00
md: 99
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Dressed and installed PS21 slips. RIH with 8 1/2" BHA on 5" DP from 99 m to 588 m.
dTimEnd: 2009-01-01T22:45:00+01:00
dTimStart: 2009-01-01T21:30:00+01:00
md: 588
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Installed XO and filled pipe. Broke circulation and pumped 1800 lpm / 69 bar. Performed shallow test of Schlumberger tools. Ok. 

Meanwhile lifted CTS funnel from template with crane to main deck for inspection.
dTimEnd: 2009-01-01T23:15:00+01:00
dTimStart: 2009-01-01T22:45:00+01:00
md: 588
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" BHA on 5" DP from 588 m to 1077 m.
dTimEnd: 2009-01-02T00:00:00+01:00
dTimStart: 2009-01-01T23:15:00+01:00
md: 1077
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: