Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-03-26T00:00:00+01:00 to 2013-03-27T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
daysBehind: 14
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-03-27T00:00:00+01:00
dTimDiaHoleStart: 2013-03-23T05:30:00+01:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Replace fast-line sheave in crown block. M/U 26" BHA and RIH to commence drilling 26" hole.
hpht: 0
md: 454
mdCsgLast: 202.3
mdDiaHoleStart: 257
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 21
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Prepared for changing out fast-line sheave in crown block. Performed general rig maintenance.
tightWell: 0
tvd: 454
tvdCsgLast: 202
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2013-03-27T00:00:00+01:00
density: 1.35
locationSample: Active pit
md: 455
mudClass: water based
presBopRating: 345
pv: 27
type: KCl/Polymer/GEM
visFunnel: -999.99
yp: 14.5
Pore pressure:
Survey stations:
Activities:
comments: Prepared for changing out fast-line sheave in crown block. Transferred tools to derrick.

Meanwhile: Performed general rig maintenance.
dTimEnd: 2013-03-26T07:00:00+01:00
dTimStart: 2013-03-26T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Performed pre-job meeting prior to work aloft on fast-line sheave in crown block.
dTimEnd: 2013-03-26T07:30:00+01:00
dTimStart: 2013-03-26T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Prepared for changing out fast-line sheave in crown block. Transferred high-torque tools to derrick. Loosened all bolts on sheave and secured same in derrick.

Meanwhile: Performed general rig maintenance, changed wires on overhead cranes, detected leakage on BOP annular function and trouble shoot same.
dTimEnd: 2013-03-26T19:00:00+01:00
dTimStart: 2013-03-26T07:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Performed pre-job meeting prior to work aloft on fast-line sheave in crown block.
dTimEnd: 2013-03-26T19:30:00+01:00
dTimStart: 2013-03-26T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Prepared for transferring fast-line sheave from derrick to drill floor.

Meanwhile: Performed general rig maintenance, trouble shoot leakage on BOP annular function.
dTimEnd: 2013-03-27T00:00:00+01:00
dTimStart: 2013-03-26T19:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
Lithology and shows: