Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2015-10-27T00:00:00+01:00 to 2015-10-28T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-10-28T00:00:00+01:00
dTimDiaHoleStart: 2015-10-24T21:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Log RST IC pass.
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 4
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Completed rigging up WL equipment. Leak tested R/U to 20/345 bar. Logged first sigma pass from 4530 m to 3440 m. Started to log first IC pass from 4254 m.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Hooked up hoses for local control of DHSV and HMV and tested same.
dTimEnd: 2015-10-27T01:15:00+01:00
dTimStart: 2015-10-27T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed pre job meeting prior to install lubricator sections.
dTimEnd: 2015-10-27T01:30:00+01:00
dTimStart: 2015-10-27T01:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Lifted middle lubricator section and connected same to BOP. Lifted top lubricator.
dTimEnd: 2015-10-27T02:00:00+01:00
dTimStart: 2015-10-27T01:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: M/U BHA #1 Tractor and PLT/RST and installed same.
dTimEnd: 2015-10-27T04:30:00+01:00
dTimStart: 2015-10-27T02:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Stabbed lubricator and filled rig up with MEG using production permanent lines via XMT cross. Leak tested R/U to 20/345 bar for 5/10 min.
Meanwhile performed communication check with tools.
dTimEnd: 2015-10-27T06:15:00+01:00
dTimStart: 2015-10-27T04:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Opened HMV. Pressurized DHSV control line. Production pumped MEG via XMT cross to equalize across DHSV and opened same.
dTimEnd: 2015-10-27T07:45:00+01:00
dTimStart: 2015-10-27T06:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Equalized pressure across swab and opened same.
dTimEnd: 2015-10-27T08:45:00+01:00
dTimStart: 2015-10-27T07:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH w/ BHA #1 (Tractor & PLT/RST) by gravity from surface to 540 m, WHP 94 bar.
dTimEnd: 2015-10-27T09:30:00+01:00
dTimStart: 2015-10-27T08:45:00+01:00
md: 540
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Schlumberger performed communication check with toolstring.
dTimEnd: 2015-10-27T10:00:00+01:00
dTimStart: 2015-10-27T09:30:00+01:00
md: 540
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued to RIH by gravity from 540 m to 2750 m. Stopped for spinner calibration.
Depth     PU
400 m    1150 lbs
800 m    1350 lbs
1200 m  2000 lbs
1600 m  2300 lbs
2000 m  2950 lbs
2400 m  3450 lbs
FF at 0,3 or slightly below
dTimEnd: 2015-10-27T11:45:00+01:00
dTimStart: 2015-10-27T10:00:00+01:00
md: 2750
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed spinner calibration at 10, 20, 30 & 40 m/min.
Meanwhile performed well control drill.
dTimEnd: 2015-10-27T12:30:00+01:00
dTimStart: 2015-10-27T11:45:00+01:00
md: 2750
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued to RIH by gravity. Observed tool stopped at 2800 m. PU weight 3850 lbs.  Had to start tractor.
dTimEnd: 2015-10-27T12:45:00+01:00
dTimStart: 2015-10-27T12:30:00+01:00
md: 2800
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Switched over to tractor mode.
dTimEnd: 2015-10-27T13:00:00+01:00
dTimStart: 2015-10-27T12:45:00+01:00
md: 2800
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH using tractor from 2800 m to 3570 m. Tractor software froze.
dTimEnd: 2015-10-27T14:35:00+01:00
dTimStart: 2015-10-27T13:00:00+01:00
md: 3570
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Restarted tractor software, OK.
dTimEnd: 2015-10-27T15:05:00+01:00
dTimStart: 2015-10-27T14:35:00+01:00
md: 3570
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Continued to RIH using tractor from 3570 m to 4530 m. Stopped to perform first sigma logging pass.
Depth   PU
3200 m   4200 lbs
3600 m   4150 lbs
4000 m   4800 lbs
4500 m   6100 lbs
FF at 0,3 or slightly below
dTimEnd: 2015-10-27T17:25:00+01:00
dTimStart: 2015-10-27T15:05:00+01:00
md: 4530
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Powered up minitron and started 10 m/min up pass. Logged sigma across 4530 to 3430 m.
dTimEnd: 2015-10-27T19:40:00+01:00
dTimStart: 2015-10-27T17:25:00+01:00
md: 3440
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Switched over to tractor mode and tractored back down from 3440 m to 4270 m.
dTimEnd: 2015-10-27T21:30:00+01:00
dTimStart: 2015-10-27T19:40:00+01:00
md: 4270
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Powered up RST tool to perform first IC up pass at 0,5 m/min. Logged across interval 4254 to 4200 m. WHP 102 bar.
dTimEnd: 2015-10-28T00:00:00+01:00
dTimStart: 2015-10-27T21:30:00+01:00
md: 4200
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: