Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2016-10-15T00:00:00+02:00 to 2016-10-16T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-16T00:00:00+02:00
dTimDiaHoleStart: 2016-08-28T17:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - WOW until wind is within limit for skidding
- Skid cantilever to F-9 A, tag TOC
- Skid to F-15 D and displace out fluid in riser
- Pull production riser on F-15 D
hpht: 0
md: -999.99
mdCsgLast: 1404.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 18
ropCurrent: -999.99
sum24Hr: WOW for skidding cantilever (too stong wind) and pulling production risers

Meanwhile:
Lifted equipment from WH deck to drill floor
Cleaned pits and shakers
Assisted removal of pit sensors
Inspected BOP
Inspected dry silos
tightWell: 0
tvdCsgLast: 1340.3
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather for pulling production risers

Meanwhile:
Lifted equipment from well F-4 and F-5 from WH deck to drill floor (cylinders, centralizers, boat collision stool etc.)
Cleaned pits and shakers
dTimEnd: 2016-10-15T04:30:00+02:00
dTimStart: 2016-10-15T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather for skidding cantilever and pulling production risers
Too strong wind to skid.

Meanwhile:
Installed moonpool hatch.
Removed scaffolding and handrail on WH deck.
Cleaned pits and shakers
dTimEnd: 2016-10-15T07:00:00+02:00
dTimStart: 2016-10-15T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather for skidding cantilever and pulling production risers.
Too strong wind to skid

Meanwhile:
Cleaned trip tanks
Assisted removal of pit sensors
Cleaned shakers
Opened BOP and inspected cavities
Opened annular preventer and inspected same
dTimEnd: 2016-10-15T19:00:00+02:00
dTimStart: 2016-10-15T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather for skidding cantilever and pulling production risers.
Too strong wind to skid

Meanwihle:
Continued cleaning shakers
Continued inspecting BOP and ram cavities
Open and inspected dry bulk silos
dTimEnd: 2016-10-16T00:00:00+02:00
dTimStart: 2016-10-15T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: