Daily Drilling Report
Well: NO 15/9-F-7
Report period: 2007-10-11T00:00:00+02:00 to 2007-10-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-05-01T00:00:00+02:00
dateDrillComplete: 2007-10-04
daysBehind: 5.4
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-10-12T00:00:00+02:00
dTimDiaHoleStart: 2007-10-08T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 1085
mdCsgLast: 828.2
mdDiaHoleStart: 1083
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 28
ropCurrent: -999.99
strengthForm: 0
sum24Hr: None
tightWell: 0
tvd: 1077
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 139.7
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Prepared the surface Well Head for installation of the Tubing Bonnet, spacer spool and ball valve assembly. Installed same.

dTimEnd: 2007-10-11T01:30:00+02:00
dTimStart: 2007-10-11T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Leak tested cable penetrator seals in tubing bonnet to 69 bar (1000 psi). Meanwhile changed out valve on TDS.
dTimEnd: 2007-10-11T02:30:00+02:00
dTimStart: 2007-10-11T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Leak tested the tubing bonnet cavity to 69 bar (1000 psi).
dTimEnd: 2007-10-11T03:15:00+02:00
dTimStart: 2007-10-11T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: