Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2015-11-02T00:00:00+01:00 to 2015-11-03T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-11-03T00:00:00+01:00
dTimDiaHoleStart: 2015-10-24T21:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rig up wireline equipment on F-5.
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 10
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Perforated zone from 3910 m to 3919 m. POOH and L/D toolstring. Rigged down equipment and tested XMT barriers. Handed well over to production.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Switched over logging and performed second orientation pass at 10 m/min from 4030 m to 3860 m.
dTimEnd: 2015-11-02T00:30:00+01:00
dTimStart: 2015-11-02T00:00:00+01:00
md: 3860
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Switched over to tractor and RIH to position gun prior to perforate.
dTimEnd: 2015-11-02T01:30:00+01:00
dTimStart: 2015-11-02T00:30:00+01:00
md: 4020
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Switched over to logging and P/U to position for perforation. Observed log was 1 meter shallow. Repeated pass, still shallow. Shifted depth +0,7 m. Performed new pass and positioned gun. Perforated interval 3910 - 3919 m. Observed shots fired on tension. WHP 118 bar.
dTimEnd: 2015-11-02T02:45:00+01:00
dTimStart: 2015-11-02T01:30:00+01:00
md: 3918
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Logged up. Observed logging tool not communicating. Stopped and checked communication. Possible short in tool after perforation.
dTimEnd: 2015-11-02T03:00:00+01:00
dTimStart: 2015-11-02T02:45:00+01:00
md: 3853
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3853 m to surface.
dTimEnd: 2015-11-02T05:30:00+01:00
dTimStart: 2015-11-02T03:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Closed SV & HMV and inflow tested same. Purged lubricator with N2.
dTimEnd: 2015-11-02T07:30:00+01:00
dTimStart: 2015-11-02T05:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed toolbox talk prior to L/D BHA #3.
dTimEnd: 2015-11-02T07:45:00+01:00
dTimStart: 2015-11-02T07:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Broke lubricator and L/D BHA #3 on deck. All shots fired.
dTimEnd: 2015-11-02T08:30:00+01:00
dTimStart: 2015-11-02T07:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Latched lubricator for lifting lubricator & BOP.
dTimEnd: 2015-11-02T09:00:00+01:00
dTimStart: 2015-11-02T08:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed BOP and opened HMV for inflow testing of DHSV. Bled off pressure above DHSV. 
Meanwhile held toolbox talk prior to rig down lubricator, BOP and riser from XMT.
dTimEnd: 2015-11-02T14:30:00+01:00
dTimStart: 2015-11-02T09:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Closed HMV and bleed off pressure below BOP.
dTimEnd: 2015-11-02T14:55:00+01:00
dTimStart: 2015-11-02T14:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Disconnected hoses to BOP and prepared to lift rig up off XMT. Disconnected riser on XMT. Lifted lubricator, BOP and riser using top-drive and double securing, secured same in rotary.
dTimEnd: 2015-11-02T18:10:00+01:00
dTimStart: 2015-11-02T14:55:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Installed top cap and leak tested XMT top cap to 20/345 bar for 5/10 min.
Meanwhile prepared for skidding rig.
dTimEnd: 2015-11-02T18:45:00+01:00
dTimStart: 2015-11-02T18:10:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Had to wait due to skidding from F-11B to F-5.
dTimEnd: 2015-11-02T19:30:00+01:00
dTimStart: 2015-11-02T18:45:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Installed KWV cap and leak tested same to 20/345 bar for 5/10 min.
dTimEnd: 2015-11-02T20:30:00+01:00
dTimStart: 2015-11-02T19:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Disconnected lines for local control of DHSV and HMV. Cleaned and tidyed area. Handed well over to production.

------------------------- END OF OPERATION -----------------------------
dTimEnd: 2015-11-02T21:00:00+01:00
dTimStart: 2015-11-02T20:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: