Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-03T00:00:00+01:00 to 2014-02-04T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
daysBehind: 1.7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-04T00:00:00+01:00
dTimDiaHoleStart: 2014-02-03T20:30:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Change out torque encoder on TDS.
Evaluate weather window for pulling of production riser.
RIH with cement stinger and set cement plug or retrieve 10 3/4" surface tieback and prepare for riser retrieval.
hpht: 0
md: 3147
mdCsgLast: 3090.1
mdDiaHoleStart: 3147
mdPlanned: -999.99
mdPlugTop: 3147
presTestType: formation integrity test
reportNo: 10
ropCurrent: -999.99
sum24Hr: POOH with 7" tubing and completion sub-assemblies from 1860 m to surface.
Cleared and cleaned rigfloor. 
R/U 2 7/8" handling equipment and Weatherford power tong to pick up cement stinger. 
tightWell: 0
tvd: 2948
tvdCsgLast: 2895
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-03T21:00:00+01:00
density: 1.37
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 31
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 6.5
Pore pressure:
Survey stations:
Activities:
comments: POOH and L/O 7" tubing from 1860 m to 1710 m. Removed clamps and spooled DHPG cable. Average 10 joints/hr.
dTimEnd: 2014-02-03T01:15:00+01:00
dTimStart: 2014-02-03T00:00:00+01:00
md: 1710
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Serviced handling equipment.
dTimEnd: 2014-02-03T01:30:00+01:00
dTimStart: 2014-02-03T01:15:00+01:00
md: 1710
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH and L/O 7" tubing from 1710 m to 1108 m. Removed clamps and spooled DHPG cable. Average 9,5 joints/hr.
dTimEnd: 2014-02-03T07:00:00+01:00
dTimStart: 2014-02-03T01:30:00+01:00
md: 1108
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT with day crew for POOH completion.
dTimEnd: 2014-02-03T07:15:00+01:00
dTimStart: 2014-02-03T07:00:00+01:00
md: 1108
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH and L/O 7" tubing from 1108 m to 30 m. Removed clamps and spooled DHPG cable. Average  10 joints/hr.
dTimEnd: 2014-02-03T16:00:00+01:00
dTimStart: 2014-02-03T07:15:00+01:00
md: 30
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Removed clamp and cable from DHPG and L/O same on rigfloor.
dTimEnd: 2014-02-03T16:15:00+01:00
dTimStart: 2014-02-03T16:00:00+01:00
md: 30
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH and L/O 7" tubing from 30 m to surface. Covered cut on tubing stub and L/O same.
dTimEnd: 2014-02-03T16:30:00+01:00
dTimStart: 2014-02-03T16:15:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rigfloor from clamps and loose items. (Wind speed above crane limit). 
Meanwhile covered perforations on 7" tubing joint with rags and tape.
dTimEnd: 2014-02-03T17:15:00+01:00
dTimStart: 2014-02-03T16:30:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: R/D handling equipment and Weatherford slips/tong. Installed master bushing.
dTimEnd: 2014-02-03T19:00:00+01:00
dTimStart: 2014-02-03T17:15:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT with night crew.
dTimEnd: 2014-02-03T19:15:00+01:00
dTimStart: 2014-02-03T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Re-arranged completion sub assemblies on rigfloor in order to use HTS, unable to lift out due to wind speed speed above crane limit.
dTimEnd: 2014-02-03T20:00:00+01:00
dTimStart: 2014-02-03T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: B/O THRT from stand. L/D tool on setback area.
dTimEnd: 2014-02-03T20:30:00+01:00
dTimStart: 2014-02-03T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U and installed bowl protector to RT. RIH with bowl protector to 21 m and installed same.
dTimEnd: 2014-02-03T21:00:00+01:00
dTimStart: 2014-02-03T20:30:00+01:00
md: 20
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with RT and observed bowl protector still attached to tool.
dTimEnd: 2014-02-03T21:15:00+01:00
dTimStart: 2014-02-03T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed tests on TDS as per Maersk technical department instructions.
dTimEnd: 2014-02-03T21:45:00+01:00
dTimStart: 2014-02-03T21:15:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH to 21 m and set bowl protector. POOH and L/D RT.
dTimEnd: 2014-02-03T22:15:00+01:00
dTimStart: 2014-02-03T21:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleared rigfloor of 7" completion sub-assemblies. Used HTS and PDM as wind speed above crane limit.
dTimEnd: 2014-02-03T22:45:00+01:00
dTimStart: 2014-02-03T22:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed TBT prior to run 2 7/8" cement stinger.
dTimEnd: 2014-02-03T23:00:00+01:00
dTimStart: 2014-02-03T22:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed 2 7/8" air operated center latch elevators. Hydraulic mechanic installed air hose and fittings on TDS for elevators.
dTimEnd: 2014-02-03T23:30:00+01:00
dTimStart: 2014-02-03T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed handling equipment and R/U Weatherford power tong.
dTimEnd: 2014-02-04T00:00:00+01:00
dTimStart: 2014-02-03T23:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
Lithology and shows: