Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-02T00:00:00+01:00 to 2014-02-03T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
daysBehind: 1.9
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-03T00:00:00+01:00
dTimDiaHoleStart: 2014-01-31T07:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH and L/O 7" tubing from 1860 m to surface. Remove clamps and spool DHPG cable.
hpht: 0
md: 3147
mdCsgLast: 3090.1
mdDiaHoleStart: 3147
mdPlanned: -999.99
mdPlugTop: 3147
presTestType: formation integrity test
reportNo: 9
ropCurrent: -999.99
sum24Hr: Release TH and POOH with 7" completion on TH and THRT.
R/U tubing handling equipment and Weatherford power tong.
B/O and L/O TH.
POOH and L/O 7" tubing from 2926 m to 1860 m, removed cable clamps and spooled control line/cable.
tightWell: 0
tvd: 2948
tvdCsgLast: 2895
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-02T16:00:00+01:00
density: 1.37
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 31
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 6.5
Pore pressure:
Survey stations:
Activities:
comments: Engaged TH as per GE Vetco instructions. Pulled to 110 t (40t overpull), observed actuating ring release. Continued to pick up, weight dropped of at 140 t hookload. 
POOH and inspected RT, no damage observed. RIH and engaged TH as per GE Vetco instructions, no clear indication of tool beeing fully engaged. Suspected actuator ring rotating.
dTimEnd: 2014-02-02T00:30:00+01:00
dTimStart: 2014-02-02T00:00:00+01:00
md: 21
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up to 140 t, set back weight to 3 t on TH. Re-engaged retrieving tool. Picked up to 190 t hookload (120 t overpull) and pulled TH free.
dTimEnd: 2014-02-02T00:45:00+01:00
dTimStart: 2014-02-02T00:30:00+01:00
md: 21
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed flowcheck. Well stable.
dTimEnd: 2014-02-02T01:00:00+01:00
dTimStart: 2014-02-02T00:45:00+01:00
md: 21
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH w/ tubing and tubing hanger on THRT and 5 1/2" DP stand from 21 to surface, 170 t up weight. Landed TH in c-plate.
dTimEnd: 2014-02-02T01:15:00+01:00
dTimStart: 2014-02-02T01:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Attempted to break out TDS, observed high torque on motor. Confirmed IBOPs not breaking out.
Broke out from stand, 20 - 30 kNm torque.
dTimEnd: 2014-02-02T02:00:00+01:00
dTimStart: 2014-02-02T01:15:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Released THRT from tubing hanger. Required several attempts to come free. Inspected hanger, observed first quarter of actuator ring shoulder bent upwards. R/B stand and THRT in aft PRS.
dTimEnd: 2014-02-02T03:00:00+01:00
dTimStart: 2014-02-02T02:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed communication collar and BPV from hanger.
dTimEnd: 2014-02-02T03:45:00+01:00
dTimStart: 2014-02-02T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT prior to R/U for pulling completion.
dTimEnd: 2014-02-02T04:00:00+01:00
dTimStart: 2014-02-02T03:45:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: R/U 7" tubing handling equipment and Weatherford power tong.
dTimEnd: 2014-02-02T05:00:00+01:00
dTimStart: 2014-02-02T04:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Installed TH handling tool. P/U string, removed c-plate and master bushings. Installed Weatherford compact spider slips.
dTimEnd: 2014-02-02T06:00:00+01:00
dTimStart: 2014-02-02T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Removed control line and DHPG cable. B/O and L/D tubing hanger.
dTimEnd: 2014-02-02T07:00:00+01:00
dTimStart: 2014-02-02T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT with day crew for pulling completion.
dTimEnd: 2014-02-02T07:15:00+01:00
dTimStart: 2014-02-02T07:00:00+01:00
md: 2926
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH 7" tubing from 2926 m to 2876 m. Removed clamps and spooled control line/DHPG cable on to reel. L/O joints to deck.
dTimEnd: 2014-02-02T09:00:00+01:00
dTimStart: 2014-02-02T07:15:00+01:00
md: 2876
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Changed slip inserts and installed wiper rubber to improve pipe cleaning.
dTimEnd: 2014-02-02T09:45:00+01:00
dTimStart: 2014-02-02T09:00:00+01:00
md: 2876
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH and L/O 7" tubing from 2876 m to 2817 m. Removed clamps and spooled control line/DHPG cable. Well not taking correct fluid volume.
dTimEnd: 2014-02-02T10:30:00+01:00
dTimStart: 2014-02-02T09:45:00+01:00
md: 2817
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min, well stable.
dTimEnd: 2014-02-02T10:45:00+01:00
dTimStart: 2014-02-02T10:30:00+01:00
md: 2817
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH and L/O 7" tubing from 2817 m to 2736 m. Trip tank static while POOH.
dTimEnd: 2014-02-02T11:30:00+01:00
dTimStart: 2014-02-02T10:45:00+01:00
md: 2736
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Pulled 2 joints of tubing at controlled speed to monitor displacement. Well taking correct volume.
dTimEnd: 2014-02-02T12:30:00+01:00
dTimStart: 2014-02-02T11:30:00+01:00
md: 2714
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH and L/O 7" tubing from 2714 m to 2576 m. Removed clamps and spooled control line/cable. Average 6 joints/hr.
dTimEnd: 2014-02-02T14:30:00+01:00
dTimStart: 2014-02-02T12:30:00+01:00
md: 2576
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Changed out dies on Weatherford tong.
dTimEnd: 2014-02-02T14:45:00+01:00
dTimStart: 2014-02-02T14:30:00+01:00
md: 2419
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH and L/O 7" tubing from 2576 m to 2491 m. Removed clamps and spooled control line/cable. Average 7 joints/hr.
dTimEnd: 2014-02-02T15:45:00+01:00
dTimStart: 2014-02-02T14:45:00+01:00
md: 2419
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH to 2483 m. Removed clamps and disconnected control line. B/O and L/O DHSV.
dTimEnd: 2014-02-02T16:15:00+01:00
dTimStart: 2014-02-02T15:45:00+01:00
md: 2483
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Maersk technical department performed tests on TDS to identify system fault.
dTimEnd: 2014-02-02T18:00:00+01:00
dTimStart: 2014-02-02T16:15:00+01:00
md: 2483
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: POOH and L/O 7" tubing from 2483 m to 2401 m. Removed clamps and spooled DHPG cable. Average 7 joints/hr.
dTimEnd: 2014-02-02T19:00:00+01:00
dTimStart: 2014-02-02T18:00:00+01:00
md: 2401
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT with night shift. Checked equipment.
dTimEnd: 2014-02-02T19:15:00+01:00
dTimStart: 2014-02-02T19:00:00+01:00
md: 2401
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH and L/O 7" tubing from 2401 m to 2185 m. Removed clamps and spooled DHPG cable. Average 10,6 joints/hr.
dTimEnd: 2014-02-02T21:00:00+01:00
dTimStart: 2014-02-02T19:15:00+01:00
md: 2185
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Changed out dies on Weatherford tong.
dTimEnd: 2014-02-02T21:15:00+01:00
dTimStart: 2014-02-02T21:00:00+01:00
md: 2185
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH and L/O 7" tubing from 2185 m to 2066 m. Removed clamps and spooled DHPG cable. Average 10 joints/hr.
dTimEnd: 2014-02-02T22:15:00+01:00
dTimStart: 2014-02-02T21:15:00+01:00
md: 2066
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Serviced handling equipment.
dTimEnd: 2014-02-02T22:30:00+01:00
dTimStart: 2014-02-02T22:15:00+01:00
md: 2066
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH and L/O 7" tubing from 2066 m to 1860 m. Removed clamps and spooled DHPG cable. Average 11 joints/hr.
dTimEnd: 2014-02-03T00:00:00+01:00
dTimStart: 2014-02-02T22:30:00+01:00
md: 1860
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: