Daily Drilling Report
Well: NO 15/9-F-11 A
Report period: 2013-05-25T00:00:00+02:00 to 2013-05-26T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-05-26T00:00:00+02:00
dTimDiaHoleStart: 2013-05-24T14:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Circulate and reduce MW to 1,28 sg.
Spot 10 m3 1,32 sg Hi-Vis pill.
Mix and pump kick off plug.
POOH with cement stinger.
Make up and RIH with 12 1/4" drillng BHA.
hpht: 0
md: 3389
mdCsgLast: 2570.7
mdDiaHoleStart: 3762
mdPlanned: -999.99
mdStrengthForm: 2574
presTestType: formation integrity test
reportNo: 11
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Mixed and pumped P&A plug.
POOH with 3 1/2" stinger while WOC.
Performed BOP test while WOC.
RIH with stinger while WOC.
Circulated and reduced MW to 1,28 sg while WOC.
tightWell: 0
tvdCsgLast: 2442
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2013-05-25T12:00:00+02:00
density: 1.32
locationSample: Flowline
md: 3485
mudClass: oil based
presBopRating: 345
pv: 39
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12.5
dTim: 2013-05-25T20:30:00+02:00
density: 1.32
locationSample: Active pit
md: 3485
mudClass: oil based
presBopRating: 345
pv: 39
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14
Pore pressure:
Survey stations:
Activities:
comments: Circulated and conditioned mud with 2400 liter/min, 233 bar, 60 rpm, 13-16 kNm, reciprocated pipe from 3754 m MD to 3720 m MD. 
Stopped and flow checked well for 15 mintes at 01:15 hrs, well static.
Performed pre-job meeting prior to cement job while circulating.
dTimEnd: 2013-05-25T02:30:00+02:00
dTimStart: 2013-05-25T00:00:00+02:00
md: 3754
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pumped 13,3 m3 of 1,50 sg spacer with 800 liter/min, 39 bar.
Mixed and pumped 13,2 m3 of 1,90 sg cement slurry with 650 liter/min. 
Displaced the cement to the rig floor with 890 liters of drill water. 
Pumped 1,8 m3 of 1,50 sg spacer with rig pumps.
Zeroed volume counters.
Displaced the cement with 31 m3 of 1,32 sg mud at 2500 liter/min, 132-247 bar, 30 rpm, 12-14 kNm.
dTimEnd: 2013-05-25T04:30:00+02:00
dTimStart: 2013-05-25T02:30:00+02:00
md: 3754
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pulled out of cement to 3325 m MD. 
Theoretical TOC at 3484 m MD.
dTimEnd: 2013-05-25T06:30:00+02:00
dTimStart: 2013-05-25T04:30:00+02:00
md: 3325
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Installed two sponge balls.
Circulated 1,5 x string volume with 2400 liter/min, 230 bar, 50 rpm, 10 kNm.
dTimEnd: 2013-05-25T07:00:00+02:00
dTimStart: 2013-05-25T06:30:00+02:00
md: 3325
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Waited on cement.

Meanwhile:
POOH wet with 3 1/2" stinger from 3325 m MD to 3080 m MD.
dTimEnd: 2013-05-25T07:30:00+02:00
dTimStart: 2013-05-25T07:00:00+02:00
md: 3080
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited on cement.

Meanwhile:
Circulated out remaining spacer with 2450 liter/min, 217 bar, 50 rpm, 11 kNm, reciprocated string from 3080 m MD to 3040 m MD. Observed spacer in returns.
dTimEnd: 2013-05-25T09:00:00+02:00
dTimStart: 2013-05-25T07:30:00+02:00
md: 3040
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited on cement.

Meanwhile:
POOH wet with 3 1/2" stinger from 3040 m MD to 2370 m MD.
Cleaned and cleared drillfloor.

dTimEnd: 2013-05-25T10:30:00+02:00
dTimStart: 2013-05-25T09:00:00+02:00
md: 2370
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited on cement.

Meanwhile:
Cleaned and cleared drillfloor.
Removed PS-21 power slips and installed master bushings.
Picked up and made up BOP test tool.
dTimEnd: 2013-05-25T11:30:00+02:00
dTimStart: 2013-05-25T10:30:00+02:00
md: 2370
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited on cement.

Meanwhile:
RIH with BOP test tool from surface to 139,2 meter.
Landed BOP test tool in wellhead.
dTimEnd: 2013-05-25T12:30:00+02:00
dTimStart: 2013-05-25T11:30:00+02:00
md: 139.2
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited on cement.

Meanwhile:
Tested BOP pipe rams and annular preventers to 20 bar / 5 min and 345 bar / 10 min.
Tested kelly hose, upper / lower IBOP's, kill and choke lines to 20 bar / 5 min and 345 bar / 10 min.
dTimEnd: 2013-05-25T19:00:00+02:00
dTimStart: 2013-05-25T12:30:00+02:00
md: 139.2
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited on cement.

Meanwhile:
POOH with BOP test tool from 139,2 m MD to surface and laid down same.

dTimEnd: 2013-05-25T20:30:00+02:00
dTimStart: 2013-05-25T19:00:00+02:00
md: 2370
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited on cement.

Meanwhile:
RIH with 3 1/2" stinger from 2370 m MD to 3280 m MD.
Average tripping speed 910 meter/hour.
dTimEnd: 2013-05-25T21:30:00+02:00
dTimStart: 2013-05-25T20:30:00+02:00
md: 3280
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited on cement.

Meanwhile:
Circulated and reduced MW from 1,32 sg to 1,28 sg with 2500-2941 liter/min, 225-282 bar, 61 rpm, 7-10 kNm, reciprocated pipe from 3280 m MD to 3242 m MD.
dTimEnd: 2013-05-26T00:00:00+02:00
dTimStart: 2013-05-25T21:30:00+02:00
md: 3280
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
Lithology and shows: