Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2007-08-02T00:00:00+02:00 to 2007-08-03T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
daysBehind: 17.8
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-08-03T00:00:00+02:00
dTimDiaHoleStart: 2007-07-21T13:30:00+02:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue running and landing 14" casing. Picking up cement head. Circulate, pump and displace cement. Set seal assembly, release running tool and POOH. LD RT and RD casing running equipment.
hpht: 0
md: 2572.5
mdCsgLast: 1357
mdDiaHoleStart: 1372
mdPlanned: -999.99
mdStrengthForm: 1353
presTestType: leak off test
reportNo: 51
ropCurrent: -999.99
strengthForm: 1.7
sum24Hr: Ran 14" casing from 580 m to 2182 m MD.
tightWell: 0
tvd: 2481.5
tvdCsgLast: 1333
tvdStrengthForm: 1353
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2007-08-02T22:00:00+02:00
density: 1.35
locationSample: Reserve pit
md: 0
mudClass: water based
presBopRating: 690
pv: 35
type: HPWBM
visFunnel: -999.99
yp: 11
Pore pressure:
Survey stations:
Activities:
comments: Ran 14" casing according to tally from 236 m to 390 m MD. Filled every joint while running. Average running speed 5 jnts/hr.
dTimEnd: 2007-08-02T03:00:00+02:00
dTimStart: 2007-08-02T00:00:00+02:00
md: 390
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 14" casing according to tally from 390 m to 580 m MD. Filled every joint while running. Average running speed 5-6 jnts/hr.
dTimEnd: 2007-08-02T06:00:00+02:00
dTimStart: 2007-08-02T03:00:00+02:00
md: 580
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 14" casing according to tally from 580 m to 1357 MD. Filled every joint while running. Average running speed 6 jnts/hr.
dTimEnd: 2007-08-02T17:00:00+02:00
dTimStart: 2007-08-02T06:00:00+02:00
md: 1357
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Circulated at 20" shoe at 1357 m. Pumped 220 lpm and broke circulation at 48 bar. Increased pump rate to max 1500 lpm. No losses. Meanwhile serviced casing running equipment and cleared floor of protectors. Up weight 221 MT/ down weight 201 MT.
dTimEnd: 2007-08-02T17:30:00+02:00
dTimStart: 2007-08-02T17:00:00+02:00
md: 1357
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 14" casing according to tally from 1357 to 1609 MD. Filled every joint while running. Average running speed 5-6 jnts/hr.
dTimEnd: 2007-08-02T21:30:00+02:00
dTimStart: 2007-08-02T17:30:00+02:00
md: 1609
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Checked Flush Mounted Spider (FMS) for loose/broken items due to cracking sound when MU casing joint. Nothing was found.
dTimEnd: 2007-08-02T22:00:00+02:00
dTimStart: 2007-08-02T21:30:00+02:00
md: 1609
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 14" casing according to tally from 1609 to 1752 m MD. Filled every joint while running. Average running speed 6-7 jnts/hr.
dTimEnd: 2007-08-03T00:00:00+02:00
dTimStart: 2007-08-02T22:00:00+02:00
md: 1752
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: