Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-04-07T00:00:00+02:00 to 1993-04-08T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 139.9
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-04-08T00:00:00+02:00
dTimDiaHoleStart: 1993-03-26T00:00:00+01:00
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *RIH WITH 6" MILL AND CLEAN LINER DOWN TO 4500 M
*POOH
*RIH WITH TEST STRING AND TCP GUNS
hpht: 0
md: -999.99
mdCsgLast: 4640
mdPlanned: -999.99
reportNo: 143
ropCurrent: -999.99
sum24Hr: *POOH WITH ELECTO-MAGNET ON ATLAS RUN Æ2, RECOVERED 1 BOLT AND
 HALF CUP IRON JUNK
*RIH WITH MAGNET, RUN Æ3 TO 3191, POOH, REWCOVERED 1/2 CUP IRON JUNK
*RIH WITH LINER PBR MILL ON TUBING/DP
*CLEAN LINER HANGER AND PBR, POOH
*P/U AND BROKE OFF TUBING LENGTH ON HRS FLOWHEAD, L/D SAME
*RIH WITH 6" MILL TO CLEAN LINER
tightWell: 0
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-04-07T06:00:00+02:00
density: 1.15
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: BRINE
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: RIH WITH 6,75" ELECTRO-MAGNET FISHING TOOL ON ATLAS WIRELINE RUN Æ1 TO TOP LINER PBR AT 3191 M, SLACKED OFF 3 M CABLE. ACTIVATED MAGNET 30 M ABOVE LINER PBR POOH WITH MAGNET, RECOVERED 1 EA SEGMENT, 1 EA SLIPS FROM RTTS PACKER, AND 1 EA  CUP IRON JUNK.
dTimEnd: 1993-04-07T03:30:00+02:00
dTimStart: 1993-04-07T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: operation failed
comments: RIH WITH 6,75" ELECTRO-MAGNET FISHING TOOL WITH ATLAS WIRELINE RUN Æ2 TO 3191, SLACKED OFF 3M CABLE AND POOH TO 300 M.
dTimEnd: 1993-04-07T06:00:00+02:00
dTimStart: 1993-04-07T03:30:00+02:00
md: 300
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: operation failed
comments: CONT POOH WITH 6,75" ELECTRO-MAGNET FISHING TOOL ON ATLAS WIRELINE RUN Æ2, RECOVERED 1 EA BOLT AND HALF CUP IRON JUNK.
dTimEnd: 1993-04-07T06:30:00+02:00
dTimStart: 1993-04-07T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: operation failed
comments: RIH WITH ELECTRO-MAGNET ON ATLAS WIRELINE RUN Æ3 TO 2191 M, POOH RECOVERED 1/2 CUP IRON JUNK. R/D ATLAS WIRELINE EQUIP
dTimEnd: 1993-04-07T10:00:00+02:00
dTimStart: 1993-04-07T06:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: operation failed
comments: PREPARED TO RUN MILL FOR LINER PBR ASSY, P/U BHA ASSY.
dTimEnd: 1993-04-07T12:00:00+02:00
dTimStart: 1993-04-07T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: RIH WITH 4 1/2" TUBING AND 5" DRILLPIPE TO 3160 M
dTimEnd: 1993-04-07T20:00:00+02:00
dTimStart: 1993-04-07T12:00:00+02:00
md: 3160
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: WASHED DOWN FROM 3160 TO TOP LINER TIE-BACK PACKER PBR AT 3191, CLEANED TOP PBR, ENTERED PBR 1 M AND PULLED OUT ABOVE PBR, REPEATED OPERATION IN 1 M STEPS DOWN TO 3197 M, TOOK WEIGHT AND POLISHED TOP PBR. ROTATED PIPE 30 RPM AND PUMPED WITH 1600 L/MIN DURING WHOLE OPERATION.
dTimEnd: 1993-04-07T21:30:00+02:00
dTimStart: 1993-04-07T20:00:00+02:00
md: 3191
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: POOH WITH TUBING/DP TO 1377 M
dTimEnd: 1993-04-08T00:00:00+02:00
dTimStart: 1993-04-07T21:30:00+02:00
md: 1377
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
Lithology and shows: