Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2016-10-14T00:00:00+02:00 to 2016-10-15T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-15T00:00:00+02:00
dTimDiaHoleStart: 2016-08-28T17:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Continue WOW
- Meanwhile: Skid rig to F-9 and tag TOC; Skid to F-15 and circulate to get clean SW in riser.
hpht: 0
md: -999.99
mdCsgLast: 1404.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 17
ropCurrent: -999.99
sum24Hr: - Pulled production riser
- WOW; Meanwhile: L/O DP and HWDP; R/D tension cylinders; Cleaned pits and shakers; Moved equipment from WH deck
tightWell: 0
tvdCsgLast: 1340.3
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Pulled riser flange above rotary (lift #4).
Installed master bushing and elevator. Landed riser onto elevator.
dTimEnd: 2016-10-14T00:15:00+02:00
dTimStart: 2016-10-14T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine.
Cut riser.
dTimEnd: 2016-10-14T00:45:00+02:00
dTimStart: 2016-10-14T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D cutting machine.
dTimEnd: 2016-10-14T01:00:00+02:00
dTimStart: 2016-10-14T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint.
dTimEnd: 2016-10-14T01:15:00+02:00
dTimStart: 2016-10-14T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled riser (lift #5).
Installed master bushing and elevator. Landed riser onto elevator.
dTimEnd: 2016-10-14T01:45:00+02:00
dTimStart: 2016-10-14T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine.
Cut riser.
R/D cutting machine.
dTimEnd: 2016-10-14T02:45:00+02:00
dTimStart: 2016-10-14T01:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint
dTimEnd: 2016-10-14T03:00:00+02:00
dTimStart: 2016-10-14T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled riser (lift #6).
Pulled flange through rotary, installed master and elevator.
Landed riser onto elevator.
dTimEnd: 2016-10-14T03:15:00+02:00
dTimStart: 2016-10-14T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
Cut riser.
R/D cutting machine.
dTimEnd: 2016-10-14T03:45:00+02:00
dTimStart: 2016-10-14T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint.
Unable to move riser joint from HTS to cantilever due to wind above 40knts.
dTimEnd: 2016-10-14T04:00:00+02:00
dTimStart: 2016-10-14T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled master bushing.
Pulled riser through rotary (lift #7).
Installer master bushing and hole cover.
dTimEnd: 2016-10-14T04:30:00+02:00
dTimStart: 2016-10-14T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint #6 and #7 to cantilever.
dTimEnd: 2016-10-14T04:45:00+02:00
dTimStart: 2016-10-14T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed elevator.
dTimEnd: 2016-10-14T05:00:00+02:00
dTimStart: 2016-10-14T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for R/D tension cylinders left hanging in the top mounting point.
dTimEnd: 2016-10-14T05:15:00+02:00
dTimStart: 2016-10-14T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Waited on weather for pulling production risers

Meanwhile:
R/D tension cylinders.
Reconfigured cutter BHA and R/B in different finger (blocked 5 1/2" DP to be L/O).
dTimEnd: 2016-10-14T07:00:00+02:00
dTimStart: 2016-10-14T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather for pulling production risers

Meanwhile:
Continued R/D tension cylinders. Stuck pin, needed to work loose.
L/O 6 joints #24,7 and 35 joints #21,9 5 1/2" DP
L/O 4 singles 5 1/2" HWDP
Cleaned pits
dTimEnd: 2016-10-14T16:30:00+02:00
dTimStart: 2016-10-14T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather for pulling production risers

Meanwhile:
Performed skidding checks.
Performed DROPS inspection in derrick, STB crane pedestal, production main deck and cantilever walkways.
Continued R/D tension cylinders.
Lifted 3 x tension cylinders and boat collision stool from WH to drill floor.
Cleaned pits
Cleaned shakers
dTimEnd: 2016-10-14T19:00:00+02:00
dTimStart: 2016-10-14T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather for pulling production risers

Meanwhile:
Continued R/D cylinders on well F-4 and F-5.
Cleaned pits and shakers
dTimEnd: 2016-10-15T00:00:00+02:00
dTimStart: 2016-10-14T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: