Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2014-11-27T00:00:00+01:00 to 2014-11-28T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
daysBehind: .7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-11-28T00:00:00+01:00
dTimDiaHoleStart: 2014-11-22T16:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rigging up WL equipment on F-1C.
hpht: 0
md: -999.99
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 6
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: POOH with perfoartion gun. Inflow tested well barriers. Rigged down WL equipment. Operation completed.
tightWell: 0
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to POOH from 480 m to surface.
dTimEnd: 2014-11-27T00:15:00+01:00
dTimStart: 2014-11-27T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Closed SV & HMV and inflow tested for well handover. Purged riser with nitrogen.
dTimEnd: 2014-11-27T01:45:00+01:00
dTimStart: 2014-11-27T00:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Broke lubricator and L/D BHA#3.
dTimEnd: 2014-11-27T02:10:00+01:00
dTimStart: 2014-11-27T01:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Closed upper BOP ram. Opened HMV and closed DHSV for inflow test of same. Had 40 bar delta P. Test OK - 0 bar/30 min. Bled down pressure above DHSV to 0 and closed HMV.
dTimEnd: 2014-11-27T03:30:00+01:00
dTimStart: 2014-11-27T02:10:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Rigged down lubricator. Rigged down riser above BOP. Disconnected BOP and rigged down same. Disconnected lower riser from XMT.
dTimEnd: 2014-11-27T05:40:00+01:00
dTimStart: 2014-11-27T03:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Mounted top cap on XMT. Disconnected chickasn on kill wing cap and mounted kill wing cap. Pressure tested Top cap  & KW cap to 20/345 bar for 5/10 min.
Change WL hatch with permanent hatch. Prepared for skidding to F-1C.

----------------------------------------- END OF OPERATION ------------------------------------------------
dTimEnd: 2014-11-27T09:00:00+01:00
dTimStart: 2014-11-27T05:40:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: