Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-10T00:00:00+01:00 to 2008-01-11T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-11T00:00:00+01:00
dTimDiaHoleStart: 2008-01-03T16:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Calibrate AFT RPS. Calibrate block height. RIH, clean packer setting areas and dress off PBR. Displace well to packer fluid. POOH with clean out string.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 0
mdPlanned: -999.99
mdPlugTop: 3480
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 108
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Repaired AFT PRS. Secured FWD PRS. Removed scaffolding from derrick.
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited for weather condtions to improve for resuming AFT PRS repair work.

Meanwhile :
-Performed maintenance on BX elevators
-Function tested annular preventer, 28 seconds to close (determined from readback pressure)
-Drained mainfold line to wellhead
-Performed derrick inspection prior to resume work on AFT PRS
-Inspected scaffolding in derrick

Winds :
24:00  53 knots
02:00  40 knots

dTimEnd: 2008-01-10T03:00:00+01:00
dTimStart: 2008-01-10T00:00:00+01:00
md: 2235
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Performed derrick inspect after period of high winds. Inspected scaffolding work platform.
dTimEnd: 2008-01-10T04:00:00+01:00
dTimStart: 2008-01-10T03:00:00+01:00
md: 2235
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Waited for weather condtions to improve for resuming AFT PRS repair work.

Winds :
04:00  40 knots
06:00  39 knots
dTimEnd: 2008-01-10T05:30:00+01:00
dTimStart: 2008-01-10T04:00:00+01:00
md: 2235
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Performed crown block inspection prior to accessing scaffolding platform for continued repair.
dTimEnd: 2008-01-10T06:00:00+01:00
dTimStart: 2008-01-10T05:30:00+01:00
md: 2235
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued working on AFT PRS upper drive. 

Meanwhile :
-Assisted in repairing AFT PRS
-Cleaned pits
-Functioned flowline isolation valve wih 1450 psi
-Function tested AFT PRS
dTimEnd: 2008-01-10T15:45:00+01:00
dTimStart: 2008-01-10T06:00:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Held toolbox talk prior to remvoing scaffolding.
dTimEnd: 2008-01-10T16:00:00+01:00
dTimStart: 2008-01-10T15:45:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Removed tools and equipment from AFT PRS scaffolding platform.
dTimEnd: 2008-01-10T16:30:00+01:00
dTimStart: 2008-01-10T16:00:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Assissted scaffolding crews in removing scaffolding from derrick.
dTimEnd: 2008-01-10T19:00:00+01:00
dTimStart: 2008-01-10T16:30:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Held toolbox talk / handover meeting for continuation of removing scaffolding.
dTimEnd: 2008-01-10T19:15:00+01:00
dTimStart: 2008-01-10T19:00:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Waited on weather conditions to improve for continuing removing scaffolding.
dTimEnd: 2008-01-10T21:30:00+01:00
dTimStart: 2008-01-10T19:15:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Waited on weather condictons to improve. Wind speed 56 knots.
dTimEnd: 2008-01-10T22:30:00+01:00
dTimStart: 2008-01-10T21:30:00+01:00
md: 2235
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Checked FWD PRS for losse items. Secured FWD PRS by wrapping damaged parts with security net.
dTimEnd: 2008-01-11T00:00:00+01:00
dTimStart: 2008-01-10T22:30:00+01:00
md: 2235
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
Lithology and shows: