Daily Drilling Report
Well: NO 15/9-F-9
Report period: 2009-06-25T00:00:00+02:00 to 2009-06-26T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-09T00:00:00+01:00
dateDrillComplete: 2008-08-31
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-06-26T00:00:00+02:00
dTimDiaHoleStart: 2009-06-24T06:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH to 890 m with DP to circulate a soap pill for cleaning the casing.
Displace the well to clean SW and POOH.
Rig up for wireline logging and run a USIT-CBL log to verify cement quality behind 13-3/8" casing.
hpht: 0
md: 1085
mdCsgLast: 1064
mdDiaHoleStart: 1085
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 2
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Prior to pulling tubing out of the hole attempted to break circulation. Found tubing to be plugged and consequently pulled 7-5/8" tubing wet. Retrieved 7-5/8" tubing from 746 m to 21m, - disconnected clamps and spooled power cable back on spooling unit. Found tubing fluid to be gradually more solid filled by depth and finally being completely solid above the pump.
Disconnected and laid out "bolt on" discharge head complete with XO assy, ESP pump, protector assy and motor c/w down hole gauge and multisensor.
Rigged down handling equipment and cleared/cleaned the rig floor.
Installed the wear bushing at 21,9 m.
tightWell: 0
tvd: 1075.9
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: RIH to 20 m and engaged hanger. Picked up 36 ton to release hanger. Pulled up, marked landing string and racked back same.
dTimEnd: 2009-06-25T00:30:00+02:00
dTimStart: 2009-06-25T00:00:00+02:00
md: 820
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Positioned and rigged up casing tong.
dTimEnd: 2009-06-25T02:00:00+02:00
dTimStart: 2009-06-25T00:30:00+02:00
md: 820
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Pulled hanger through rotary. Installed master bushing. Cut cable and removed penetrator.
dTimEnd: 2009-06-25T03:00:00+02:00
dTimStart: 2009-06-25T02:00:00+02:00
md: 806
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Broke out tubing hanger and swivel sub and laid out same with running tool.
dTimEnd: 2009-06-25T03:30:00+02:00
dTimStart: 2009-06-25T03:00:00+02:00
md: 806
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Changed to 7 5/8" handling equipment. Installed PS30 slips.
dTimEnd: 2009-06-25T04:45:00+02:00
dTimStart: 2009-06-25T03:30:00+02:00
md: 806
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: POOH to 746 m and LD 7 5/8" tubing.
dTimEnd: 2009-06-25T06:00:00+02:00
dTimStart: 2009-06-25T04:45:00+02:00
md: 760
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Spliced rope to cable and fed same through banana sheave and back to cable spooler.Prepared DP pub and swedge.
dTimEnd: 2009-06-25T07:00:00+02:00
dTimStart: 2009-06-25T06:00:00+02:00
md: 746
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Had TBT prior to making up DP pup and swedge to the tubing string. Made up swedge to 7-5/8" tubing string.
dTimEnd: 2009-06-25T07:45:00+02:00
dTimStart: 2009-06-25T07:00:00+02:00
md: 746
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Attempted to break circulation, but got minimal/no flow. Continued to pressure up tubing to 67 bar. Observed no pressure drop indicating plugged tubing. Suspect pump to be plug with debris. Bled off pressure and rigged down swedge.
dTimEnd: 2009-06-25T09:00:00+02:00
dTimStart: 2009-06-25T07:45:00+02:00
md: 746
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Held TBT prior to continue pulling 7-5/8" tubing. Pulled 7-5/8" tubing wet from 746 m to 138 m. Disconnected cable clamps and spooled power cable back to the spooling unit.
dTimEnd: 2009-06-25T19:00:00+02:00
dTimStart: 2009-06-25T09:00:00+02:00
md: 138
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box talk with crew
dTimEnd: 2009-06-25T19:15:00+02:00
dTimStart: 2009-06-25T19:00:00+02:00
md: 138
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Pull out of hole laying 7-5/8" out tubing. Pulling wet. 
Recovered a total of 67 clamps - none left in the hole. 
The muddy solid filled tubing fluid was gradually becoming thicker and finally became solid just above the pump.
dTimEnd: 2009-06-25T20:15:00+02:00
dTimStart: 2009-06-25T19:15:00+02:00
md: 21
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box talk with crew
dTimEnd: 2009-06-25T20:30:00+02:00
dTimStart: 2009-06-25T20:15:00+02:00
md: 21
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Cleared rig floor. Removed PS30 auto slipsand installed master bushing. Removed HTS power roller form rig floor.
dTimEnd: 2009-06-25T21:15:00+02:00
dTimStart: 2009-06-25T20:30:00+02:00
md: 21
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Laid out last tubing joint. Pulled out ESP assemblies and removed clamps, power cable and instrument line to multi sensor. Disconnected power cable from motor.
dTimEnd: 2009-06-25T23:00:00+02:00
dTimStart: 2009-06-25T21:15:00+02:00
md: 18
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Held tool box meeting with crew prior to manriding
dTimEnd: 2009-06-25T23:15:00+02:00
dTimStart: 2009-06-25T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Carried out man riding to remove power cable and rig down sheave from derrick. Spooled power cable back on spooling unit.
dTimEnd: 2009-06-26T00:00:00+02:00
dTimStart: 2009-06-25T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
Lithology and shows: