Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-10-05T00:00:00+02:00 to 2013-10-06T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-06T00:00:00+02:00
dTimDiaHoleStart: 2013-09-29T06:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install permanent hatch on F-1 slot.
Perform final pressure tests on Xmas tree.
R/D test equipment and prepare for skidding.
Handover well F-1 B to production.
Skid cantilever package to slot F-15.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 37
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Waited on new seal rings for perforation toolstring.
Installed seal rings and M/U perforation guns to toolstring.
RIH with perforation run #4.
Correlated at depth and perforated intervals 3273 - 3274,5 m and 3288 - 3294 m.
POOH with run #4, L/D toolstring and R/D wireline equipment.
Removed split hatches on F-1 slot. 
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-05T21:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 25
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 5
dTim: 2013-10-05T12:00:00+02:00
density: 1.32
locationSample: Reserve pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 37
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
Pore pressure:
Survey stations:
Activities:
comments: Waited on new seal rings for perforation toolstring.

Meanwhile performed general rig maintenance.
Prepared BOP for pressure testing.
Performed pressure testing of standpipe manifold and BOP.
dTimEnd: 2013-10-05T07:00:00+02:00
dTimStart: 2013-10-05T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Schlumberger installed seal rings and tested tools on deck.
dTimEnd: 2013-10-05T09:45:00+02:00
dTimStart: 2013-10-05T07:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Placed barriers prior to handling explosives. M/U guns for perforation run#4 to toolstring. Stabbed lubricator.
dTimEnd: 2013-10-05T10:30:00+02:00
dTimStart: 2013-10-05T09:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Leak tested lubricator/QTS to 30/200 bar 5/10 min.
Opened well as per procedure. WHP 35 bar.
dTimEnd: 2013-10-05T11:30:00+02:00
dTimStart: 2013-10-05T10:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ perforation run #4 to 3294 m.
dTimEnd: 2013-10-05T15:15:00+02:00
dTimStart: 2013-10-05T11:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across interval 3294 - 2979 m. Positioned gun with top shot at 3273 m. Bled WHP from 100 to 35 bar.
dTimEnd: 2013-10-05T16:15:00+02:00
dTimStart: 2013-10-05T15:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Fired guns at first interval from 3273 - 3274,5 m. Good indications of guns beeing fired. WHP 37 bar.
Positioned guns for second interval from 3288 - 3294 m.
Fired guns at second interval, good indication. WHP 37 bar.
dTimEnd: 2013-10-05T16:45:00+02:00
dTimStart: 2013-10-05T16:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: POOH with perforation run #4 from 3288 m to 250 m.
dTimEnd: 2013-10-05T19:00:00+02:00
dTimStart: 2013-10-05T16:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Placed barriers and made PA announcement for handling explosives.
POOH from 250 m into tool catcher.
dTimEnd: 2013-10-05T19:30:00+02:00
dTimStart: 2013-10-05T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Closed SV, SIWHP 37 bar.
Closed HMV. Bled down pressure to 5 bar. Inflow tested HMV for 10 min. Good test.
dTimEnd: 2013-10-05T20:15:00+02:00
dTimStart: 2013-10-05T19:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Bled pressure in Xmas tree, riser and lubricator to zero. Flushed riser and lubricator with nitrogen.
dTimEnd: 2013-10-05T21:15:00+02:00
dTimStart: 2013-10-05T20:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Hold TBT. Bled pressure in lubricator, broke same. Hung off guns on clamp and layed down firing head.
Cleaned and layed down guns. All shots fired.
dTimEnd: 2013-10-05T22:30:00+02:00
dTimStart: 2013-10-05T21:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Removed QTS and installed lifting cap on riser. Layed down lubricator and removed grease injection head.
dTimEnd: 2013-10-05T23:15:00+02:00
dTimStart: 2013-10-05T22:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Disconnected wireline riser and suspended same with the TDS. Installed tree cap.
Removed split hatches from F-1 slot.
dTimEnd: 2013-10-06T00:00:00+02:00
dTimStart: 2013-10-05T23:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: