Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-04-30T00:00:00+02:00 to 2009-05-01T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-05-01T00:00:00+02:00
dTimDiaHoleStart: 2009-04-22T12:45:00+02:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 13 3/8" casing as per tally from 794m to 2200m.
hpht: 0
md: 2616
mdCsgLast: 2607.5
mdDiaHoleStart: 1403
mdPlanned: -999.99
mdStrengthForm: 1389
presTestType: formation integrity test
reportNo: 25
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr:  Pulled wear bushing. Changed and tested washpipe. Rigged up and run 13 3/8" casing as per tally from surface to 794m.
tightWell: 0
tvd: 2294
tvdCsgLast: 2287.5
tvdStrengthForm: 1331.7
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-04-30T04:00:00+02:00
density: 1.51
locationSample: Active pit
md: 2616
mudClass: oil based
presBopRating: 690
pv: 41
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 14
dTim: 2009-04-30T22:30:00+02:00
density: 1.51
locationSample: Flowline
md: 2616
mudClass: oil based
presBopRating: 690
pv: 40
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 14.5
Pore pressure:
Survey stations:
Activities:
comments: POOH with 17 1/2" BHA from 774m to 196m.
dTimEnd: 2009-04-30T01:00:00+02:00
dTimStart: 2009-04-30T00:00:00+02:00
md: 196
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Flow checked well prior to pull BHA through BOP.  Meanwhile removed PS 21 slips and installed master bushing.
dTimEnd: 2009-04-30T01:15:00+02:00
dTimStart: 2009-04-30T01:00:00+02:00
md: 196
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Operated BOP rams and annular.
dTimEnd: 2009-04-30T01:30:00+02:00
dTimStart: 2009-04-30T01:15:00+02:00
md: 196
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Tool Box Talk prior to pull and rack  BHA.
dTimEnd: 2009-04-30T01:45:00+02:00
dTimStart: 2009-04-30T01:30:00+02:00
md: 196
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pulled and racked 17 1/2 " BHA from 196m to 85m and racked on set back.
dTimEnd: 2009-04-30T02:30:00+02:00
dTimStart: 2009-04-30T01:45:00+02:00
md: 85
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Stop due to malfunction on fingers on finger board in derrick. Trouble shot.
dTimEnd: 2009-04-30T03:30:00+02:00
dTimStart: 2009-04-30T02:30:00+02:00
md: 85
phase: fixed
proprietaryCode: interruption -- rig up/down
state: ok
stateDetailActivity: equipment failure
comments: POOH with 17 1/2" BHA from 85m to surface. B/O x-overs and layed down. Downloaded ARC tool as pr Schlumberger procedure. Racked 9 1/2" stand on set back.
dTimEnd: 2009-04-30T04:45:00+02:00
dTimStart: 2009-04-30T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rigfloor.
dTimEnd: 2009-04-30T05:00:00+02:00
dTimStart: 2009-04-30T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held Tool Box Talk prior to pick up wear bushing pulling tool and stand with jetsub.
dTimEnd: 2009-04-30T05:15:00+02:00
dTimStart: 2009-04-30T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked 1 stand of 5 1/2" HWDP and connected jet sub. RIH and jetted BOP.
dTimEnd: 2009-04-30T06:00:00+02:00
dTimStart: 2009-04-30T05:15:00+02:00
md: 38
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up and run wear bushing pulling tool on top of 1 stand 5 1/2" HWDP with jetting sub.
dTimEnd: 2009-04-30T07:00:00+02:00
dTimStart: 2009-04-30T06:00:00+02:00
md: 40
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held Tool Box Talk prior to RIH and retrieve wear bushing.
dTimEnd: 2009-04-30T07:15:00+02:00
dTimStart: 2009-04-30T07:00:00+02:00
md: 40
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH from 40m to 138m. Dropped 2 3/4" drift.
dTimEnd: 2009-04-30T07:30:00+02:00
dTimStart: 2009-04-30T07:15:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Jetted wear bushing prior to retrieving same. 2400 l/min, 40 bar, 2 rpm.
dTimEnd: 2009-04-30T07:45:00+02:00
dTimStart: 2009-04-30T07:30:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Latched on wear bushing. Took 8 ton over pull and pulled free. Measured from tooljoint to land off point, 8,70m.
dTimEnd: 2009-04-30T08:00:00+02:00
dTimStart: 2009-04-30T07:45:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with wear bushing from 138m to surface.
dTimEnd: 2009-04-30T09:00:00+02:00
dTimStart: 2009-04-30T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: L/D wear bushing and 4 joints of HWDP. Retrieved drift.
dTimEnd: 2009-04-30T09:30:00+02:00
dTimStart: 2009-04-30T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rigfloor.
dTimEnd: 2009-04-30T10:45:00+02:00
dTimStart: 2009-04-30T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Lowered work platform and piston TDS.
dTimEnd: 2009-04-30T11:00:00+02:00
dTimStart: 2009-04-30T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Held Tool Box Talk prior to change washpipe.
dTimEnd: 2009-04-30T11:15:00+02:00
dTimStart: 2009-04-30T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Changed washpipe on DDM. Leakage tested same to 240 bar, OK.
dTimEnd: 2009-04-30T13:15:00+02:00
dTimStart: 2009-04-30T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Held Tool Box Talk prior to rig up for running 13 3/8" casing.
dTimEnd: 2009-04-30T13:30:00+02:00
dTimStart: 2009-04-30T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged up 13 3/8" casing handling equipment.
dTimEnd: 2009-04-30T17:00:00+02:00
dTimStart: 2009-04-30T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held Tool Box Talk prior to run 13 3/8" casing.
dTimEnd: 2009-04-30T17:15:00+02:00
dTimStart: 2009-04-30T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U 13 3/8" casing shoe joint with reamer shoe and checked for flow through with water. Installed bypass baffle.
dTimEnd: 2009-04-30T19:00:00+02:00
dTimStart: 2009-04-30T17:15:00+02:00
md: 13
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 13 3/8" casing as per tally from 13m to 290m.
dTimEnd: 2009-05-01T00:00:00+02:00
dTimStart: 2009-04-30T19:00:00+02:00
md: 290
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: