Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-11-10T00:00:00+01:00 to 2008-11-11T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
daysBehind: 2.5
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-11-11T00:00:00+01:00
dTimDiaHoleStart: 2008-09-20T04:00:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: WOW. Perform derrick inspection. LD 12 1/4" BHA. Start to MU and RIH 8 1/2" PD Xceed BHA.
hpht: 0
md: 2536
mdCsgLast: 2534
mdDiaHoleStart: 1381
mdPlanned: -999.99
mdStrengthForm: 1381
presTestType: formation integrity test
reportNo: 37
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: Pressure tested BOP, TDS, IBOP and kelly hose to 345 bar. POOH with BOP test tool. RIH and sat wear bushing. POOH with WBRRT. WOW for derrick inspection.
tightWell: 0
tvd: 2350
tvdCsgLast: 2348.8
tvdStrengthForm: 1349
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
Pore pressure:
dTim: 2008-11-11T00:00:00+01:00
equivalentMudWeight: 1
md: 2536
readingKind: estimated
Survey stations:
Activities:
comments: Transferred operation from F-99 to F-15S. Held tool box meeting prior to pressure testing BOP. Pressure tested BOP to 20/345 bar for 5/10 min.

Pressure tested 9 5/8" casing, on 07-10-08 during F-5 well intervention, to 290 bar/15 min. Dropped 2.2 bar (0.8%). 1760 ltrs pumped and 1760 ltrs bled back.

Meanwhile installed positioner for PRS FJE.
dTimEnd: 2008-11-10T17:00:00+01:00
dTimStart: 2008-11-10T07:00:00+01:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Pressure tested TDS, upper and lower IBOP and kelly hose to 20/345 bar for 5/10 min.
dTimEnd: 2008-11-10T19:00:00+01:00
dTimStart: 2008-11-10T17:00:00+01:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: RD test equipment. POOH with BOP test tool from 139 m to OOH in singles. Removed PS30 and installed master bushings. LD BOP test tool. Cleared and tidied rig floor.
dTimEnd: 2008-11-10T22:30:00+01:00
dTimStart: 2008-11-10T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: PU and MU wear bushing assembly. Emptied trip tank. RIH with wear bushing from surface to 30 m. Removed master bushings and installed PS30.
dTimEnd: 2008-11-11T00:00:00+01:00
dTimStart: 2008-11-10T22:30:00+01:00
md: 30
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: