Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-09-06T00:00:00+02:00 to 2008-09-07T00:00:00+02:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-09-07T00:00:00+02:00
dTimDiaHoleStart: 2008-09-06T12:00:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue make up HPDR. Run in and install TBC/HPDR. Install boat collision stool and tension cylinders.
hpht: 0
md: 1378
mdCsgLast: 1368.4
mdDiaHoleStart: 1378
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 14
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Skidded cantilever from F-9 to F-15.  Made up TBC/HPDR double A and HPDR double B, and landed off same in spider. 
tightWell: 0
tvd: 1347
tvdCsgLast: 1340.4
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
Pore pressure:
dTim: 2008-09-07T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1378
readingKind: estimated
Survey stations:
Activities:
comments: Held tool box talk prior to skidding of cantilever from F-9 to F-15.

dTimEnd: 2008-09-06T12:30:00+02:00
dTimStart: 2008-09-06T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Removed final scaffolding. Skidded cantilever 1.5 m STB. -  2.25 m. AFT, from F-9 to F-15.

dTimEnd: 2008-09-06T13:30:00+02:00
dTimStart: 2008-09-06T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to pull Master bushing and install HPDR Spider.

dTimEnd: 2008-09-06T13:45:00+02:00
dTimStart: 2008-09-06T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed slings in elevator to pull in HPDR Spider. Installed back-up tugger wire.

dTimEnd: 2008-09-06T14:15:00+02:00
dTimStart: 2008-09-06T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled Master bushing and installed HPDR Spider.
14:45 Informed production to shut in well Oil producer F-14. 

dTimEnd: 2008-09-06T15:15:00+02:00
dTimStart: 2008-09-06T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up to run HPDR Riser and removed hatches. Installed Cradle and trolly on HTS.

Parallel activity: Installed VX ring in sub sea well head.
dTimEnd: 2008-09-06T17:15:00+02:00
dTimStart: 2008-09-06T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to pick up TBC/HPDR double A.

dTimEnd: 2008-09-06T17:45:00+02:00
dTimStart: 2008-09-06T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up TBC/HPDR double A, Meanwhile installed guide wires through slot F 15.
17:50 Oil producer F-14 shut in.
dTimEnd: 2008-09-06T19:00:00+02:00
dTimStart: 2008-09-06T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and check equipment.

dTimEnd: 2008-09-06T19:30:00+02:00
dTimStart: 2008-09-06T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran tugger to moon pool. Picked up hot stab and attached to TBC. Pressure tested primary lock, primary unlock and secondary unlock. 3000psi(207 bars)/5 mins. Meanwhile rigged up to run guide lines. 

dTimEnd: 2008-09-06T21:00:00+02:00
dTimStart: 2008-09-06T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed hot stab. Removed hatches and secured open areas. Shut in water injection wells F-4 and F-5.
dTimEnd: 2008-09-06T22:00:00+02:00
dTimStart: 2008-09-06T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited for production to bleed off pressure in water injector F-4 and F-5 flow lines.

dTimEnd: 2008-09-06T23:30:00+02:00
dTimStart: 2008-09-06T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- wait
state: ok
stateDetailActivity: success
comments: Ran in with TBC/HPDR double A, landed of TBC/HPDR double A in spider.

dTimEnd: 2008-09-07T00:00:00+02:00
dTimStart: 2008-09-06T23:30:00+02:00
md: 26
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: