Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-09-08T00:00:00+02:00 to 2008-09-09T00:00:00+02:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-09-09T00:00:00+02:00
dTimDiaHoleStart: 2008-09-06T12:00:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install BOP/diverter. Pressure test BOP/riser/connector/20" casing. Make up 17½" drilling BHA and RIH with same. Commence to drill out 20" shoe track.
hpht: 0
md: 1378
mdCsgLast: 1368.4
mdDiaHoleStart: 1378
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 16
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Attempted to integrity test TBC/HPDR/20" CSG/Shoe. Installed Boat collision stool and tension cylinders.



tightWell: 0
tvd: 1347
tvdCsgLast: 1340.4
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2008-09-08T23:00:00+02:00
density: 1.03
locationSample: Active pit
md: 1378
mudClass: water based
presBopRating: 0
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
dTim: 2008-09-08T10:00:00+02:00
density: 1.44
locationSample: Reserve pit
md: -999.99
mudClass: oil based
presBopRating: 0
pv: 21
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 6
dTim: 2008-09-08T22:00:00+02:00
density: 1.44
locationSample: Reserve pit
md: -999.99
mudClass: oil based
presBopRating: 0
pv: 22
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 6
Pore pressure:
Survey stations:
Activities:
comments: Applied 15 MT overpull and confirmed TBC locked. Removed hot stab and installed dummy hot stab. Slacked off and maintain 10 MT overpull on riser. Informed production to start up Water injector F-4,  F-5 and Oil pruducer F-14 at 00:30. 
Parallel activity: Prepared equipment for Claxton NT2 RT removal and horizontal tensioning systen installation.

dTimEnd: 2008-09-08T00:30:00+02:00
dTimStart: 2008-09-08T00:00:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed 6 MT tugger from template riser guide.

dTimEnd: 2008-09-08T01:15:00+02:00
dTimStart: 2008-09-08T00:30:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Began installation of hatches on weather deck.

dTimEnd: 2008-09-08T02:30:00+02:00
dTimStart: 2008-09-08T01:15:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited on production to start up Water injector F-4,  F-5 and Oil pruducer F-14. Meanwhile filled HPDR with water in preparation for testing. Pulled 10 MT tugger from guide funnel to surface.
dTimEnd: 2008-09-08T03:30:00+02:00
dTimStart: 2008-09-08T02:30:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued to installation of hatch covers on weather deck.

dTimEnd: 2008-09-08T05:00:00+02:00
dTimStart: 2008-09-08T03:30:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed horizontal tension system.

dTimEnd: 2008-09-08T05:30:00+02:00
dTimStart: 2008-09-08T05:00:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Started building scaffolding around Claxton NT2 connector
dTimEnd: 2008-09-08T06:00:00+02:00
dTimStart: 2008-09-08T05:30:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Built scaffolding around Claxton NT2 connector.
Parallel activity: Prepared for installation of Boat collation stool and tension cylinders.
                          Prepared tools to disconnect the Claxton tool.
                          Prepared 17½" BHA
                          Pressure tested standpipe and kill manifold 345 bars.

dTimEnd: 2008-09-08T13:30:00+02:00
dTimStart: 2008-09-08T06:00:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Filled riser prior to leak test TBC/HPDR/20" CSG/Shoe.

dTimEnd: 2008-09-08T13:45:00+02:00
dTimStart: 2008-09-08T13:30:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Attempted to leak test the TBC/HPDR/20" CSG/Shoe 20/195 bars 5/10 mins. Pressure drop 2.5 bars/5 mins.

dTimEnd: 2008-09-08T15:30:00+02:00
dTimStart: 2008-09-08T13:45:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up to leak test through kill out let in the Moon Pool 15k hose.

dTimEnd: 2008-09-08T17:00:00+02:00
dTimStart: 2008-09-08T15:30:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Leak tested surface lines, kill out let in the Moon Pool 15k hose. 20/200 bars 5/10 min.

dTimEnd: 2008-09-08T17:30:00+02:00
dTimStart: 2008-09-08T17:00:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Attempted to leak test the TBC/HPDR/20" CSG/Shoe 20/195 bars 5/10 mins. Pressure drop 2.5 bars/5 mins.

dTimEnd: 2008-09-08T18:30:00+02:00
dTimStart: 2008-09-08T17:30:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged down 15k test hose from Claxton tool. Prepared for building scaffolding around NT2 connector.
dTimEnd: 2008-09-08T19:00:00+02:00
dTimStart: 2008-09-08T18:30:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to RU Boat collision stool and tension cylinders.

dTimEnd: 2008-09-08T19:15:00+02:00
dTimStart: 2008-09-08T19:00:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Started installation of the Boat collision stool and tension cylinders. 
Parallel activity: Built scaffolding around NT2 connecter.

dTimEnd: 2008-09-09T00:00:00+02:00
dTimStart: 2008-09-08T19:15:00+02:00
md: 139.4
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: