Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2015-11-03T00:00:00+01:00 to 2015-11-04T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-11-04T00:00:00+01:00
dTimDiaHoleStart: 2015-11-02T18:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Rigged up WL equipment in F-5. Installed BHA #1 and RIH. Logged RST- D Sigma pass across 3625 - 3450 m. Started to log RST-D IC pass across 3525 - 3470 m.
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited on production department to isolate injection line.
Meanwhile rigged up new add on drum.
dTimEnd: 2015-11-03T01:30:00+01:00
dTimStart: 2015-11-03T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Rigged up KWV manifold. Inflow tested swab valve to 140 bar for 10 min. Leak tested KWV manifold to 20/140 bar for 5/10 min.
Meanwhile built new GIH and threaded cable. Schlumberger built cable head and tested toolstring.
dTimEnd: 2015-11-03T04:40:00+01:00
dTimStart: 2015-11-03T01:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed toolbox talk prior to disconnect XMT cap and land riser, BOP and lubricator.
dTimEnd: 2015-11-03T04:50:00+01:00
dTimStart: 2015-11-03T04:40:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Disconnected XMT top cap and Landed riser, BOP and Lubricator. Hooked up hoses for the BOP.
Meanwhile Schlumberger tested BHA on deck.
dTimEnd: 2015-11-03T06:00:00+01:00
dTimStart: 2015-11-03T04:50:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Function tested BOP and leak tested bleed off hoses on wellhead to 20/140 bar for 5/10 min.
dTimEnd: 2015-11-03T07:00:00+01:00
dTimStart: 2015-11-03T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Prepared for lifting lubricator.
dTimEnd: 2015-11-03T09:30:00+01:00
dTimStart: 2015-11-03T07:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting on rig floor prior to lift up lubricator and perform RST logging.
dTimEnd: 2015-11-03T10:00:00+01:00
dTimStart: 2015-11-03T09:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Lifted lubricator into vertical position. MU QTS to riser.
dTimEnd: 2015-11-03T11:00:00+01:00
dTimStart: 2015-11-03T10:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: M/U BHA # 1 2,51" RST-D. M/U lubricator to QTS.
dTimEnd: 2015-11-03T11:15:00+01:00
dTimStart: 2015-11-03T11:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Fill RU with 100% MEG. Leak tested lubricator/QTS/riser against SV to 20/200 bar 5/10 min.
dTimEnd: 2015-11-03T12:40:00+01:00
dTimStart: 2015-11-03T11:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Waited on Production for pumping and equalizing pressure over DHSV.
dTimEnd: 2015-11-03T13:00:00+01:00
dTimStart: 2015-11-03T12:40:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Opened HMV and equalized pressure above DHSV, applied 430 bar on CL to DHSV. WHP 57 bar when DHSV equalized. Opened SV.
dTimEnd: 2015-11-03T13:45:00+01:00
dTimStart: 2015-11-03T13:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH w/ BHA # 1 2,51" OD RST-D from surface m to 383m, WHP 57 bar.
dTimEnd: 2015-11-03T14:00:00+01:00
dTimStart: 2015-11-03T13:45:00+01:00
md: 383
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Schlumberger checked communication with logging tool.
dTimEnd: 2015-11-03T14:15:00+01:00
dTimStart: 2015-11-03T14:00:00+01:00
md: 383
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued to RIH from 383 m to 3630 m.
Depth       P/U
2000 m   2600 lbs
2400 m   3150 lbs
3000 m   3900 lbs
3200 m   4300 lbs
3600 m   4500 lbs
Friction factor 0,22.
dTimEnd: 2015-11-03T16:15:00+01:00
dTimStart: 2015-11-03T14:15:00+01:00
md: 3630
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Logged RST-D Sigma pass at 4,5 m/min across interval 3625 - 3450 m. WHP 56 bar.
dTimEnd: 2015-11-03T17:05:00+01:00
dTimStart: 2015-11-03T16:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to perform RST-D IC pass at 0,5 m/min across interval 3525 - 3470 m . Performed three passes. 
Meanwhile interpreted logging data. Decided to run a fourth pass while interpretating. WHP 54 bar.
dTimEnd: 2015-11-04T00:00:00+01:00
dTimStart: 2015-11-03T17:05:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: