Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-10-14T00:00:00+02:00 to 2008-10-15T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-10-15T00:00:00+02:00
dTimDiaHoleStart: 2008-10-12T22:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Complete rig up 7/32" surface equipment and leak test rig. MU perforation BHA #1 and RIH with same.
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 10
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Prepared 7/32" WL surface equipment. Installed hatch cover and R/U riser and BOP. Rigged up CL to HMV and DHSV. Built cable head. Started to make up lubricator.




tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued preparing WL equipment to be lowered down to the Moon pool. 

Parallel activity: Abseilers continued rigging up in preparation for alignment of FWD PRS, upper section of derrick.

dTimEnd: 2008-10-14T01:00:00+02:00
dTimStart: 2008-10-14T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Lowered WL equipment down into the Moon Pool including the modified hatch cover. 

dTimEnd: 2008-10-14T04:30:00+02:00
dTimStart: 2008-10-14T01:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Shut in F-5. Commenced installation of the modified hatch cover.
dTimEnd: 2008-10-14T06:00:00+02:00
dTimStart: 2008-10-14T04:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Prepared to open main hatch to Moon pool. Lowered  WL BOP and Grease injection pump into the Moon pool. 

dTimEnd: 2008-10-14T08:30:00+02:00
dTimStart: 2008-10-14T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Started to spot WL equipment in the Moon Pool.

Parallel activity: Held tool box talk and commenced to re-align FWD PRS as per SJA/ PLAN.

dTimEnd: 2008-10-14T12:00:00+02:00
dTimStart: 2008-10-14T08:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Electrician supplied power to Seawell wire line winch on main deck.

dTimEnd: 2008-10-14T12:45:00+02:00
dTimStart: 2008-10-14T12:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Prepared to open main hatch to Moon pool. 

dTimEnd: 2008-10-14T13:15:00+02:00
dTimStart: 2008-10-14T12:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box talk and started to rig up riser and WL BOP. Tested counter on WL winch and load cell.

Parallel activity: Held tool box talk, continued to re-align FWD PRS as per SJA/Plan.

dTimEnd: 2008-10-14T18:00:00+02:00
dTimStart: 2008-10-14T13:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Filled riser/BOP prior to leak test. Lowered Seawell pump skid down into the Moon Pool.

dTimEnd: 2008-10-14T19:00:00+02:00
dTimStart: 2008-10-14T18:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Continued to spot and arrange Seawell WL equipment in the Moon Pool. Prepared for pressure test of WL riser and BOP.

Parallel activity: Spotted additional lifting gear required in derrick, lift same to rig floor.

dTimEnd: 2008-10-14T20:15:00+02:00
dTimStart: 2008-10-14T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Pressure tested Seawell WL riser and BOP 20/345 bars 5/10mins.

Parallel activity: Abseilers continued in derrick re-arranging the lifting equipment on FWD PRS.

dTimEnd: 2008-10-14T21:00:00+02:00
dTimStart: 2008-10-14T20:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Installed kill line and bled off line on KWV. Connected control line to the WL BOP.

Parallel activity: Abseilers continued in derrick re-arranging the lifting equipment on FWD PRS. Cleaned in pump room and shakers.

dTimEnd: 2008-10-15T00:00:00+02:00
dTimStart: 2008-10-14T21:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: