Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-29T00:00:00+02:00 to 2013-09-30T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-30T00:00:00+02:00
dTimDiaHoleStart: 2013-09-29T06:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rig up and prepare for wire line operations.
Perforate well.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 31
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Maersk Production performed XMT commissioning.
Retrieved BPV.
Rigged up and prepared for wire line operations.
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-29T15:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Prepared wire line equipment.
Pressure tested TDS.
Performed slip & cut.

At 04:45 hrs well was handed over from Maersk Production to Drilling.
dTimEnd: 2013-09-29T04:45:00+02:00
dTimStart: 2013-09-29T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Erected scaffolding around XMT.
Removed XMT cap.
Retrived BPV and laid out same.
dTimEnd: 2013-09-29T06:30:00+02:00
dTimStart: 2013-09-29T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up wire line equipment, installed X-over on XMT.
dTimEnd: 2013-09-29T07:00:00+02:00
dTimStart: 2013-09-29T06:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to rig up.
dTimEnd: 2013-09-29T07:15:00+02:00
dTimStart: 2013-09-29T07:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Rigged up wire line riser and BOP.
Erected scaffolding around WL BOP in moonpool.
Installed grease head.
Hooked up control lines for WL BOP.
Filled WL riser with MEG and tested rig up to 30 / 200 bar - 5 /10 minutes.

dTimEnd: 2013-09-29T12:00:00+02:00
dTimStart: 2013-09-29T07:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Rigged up and prepared equipment for perforation.
Made up perforation tool string.

Meanwhile:
Prepared to pressure test BOP on stump.
Pressure tested stand pipe manifolds.
dTimEnd: 2013-09-30T00:00:00+02:00
dTimStart: 2013-09-29T12:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: