Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-12-21T00:00:00+01:00 to 2013-12-22T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-22T00:00:00+01:00
dTimDiaHoleStart: 2013-12-20T03:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: R/U WL equipment and leaktest R/U. P/U perforation gun, BHA#1. RIH with perforation gun and perforate intervall 3264-3276 m. POOH with perforation gun.
hpht: 0
md: -999.99
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
sum24Hr: WOW. No crane weather to install walkways. Leak tested XMT cross to 20/120 bar for 5/10 min. R/U chiksan on KWV and tested same. R/U riser, BOP and lower lubricator.
tightWell: 0
tvdCsgLast: 3258.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Prepared drill floor and removed main hatch on wellhead deck and installed WL hatch.
dTimEnd: 2013-12-21T01:15:00+01:00
dTimStart: 2013-12-21T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: WOW. Alternative walkways to moon pool and cantilever was not good enough. No crane weather to install walkways.
dTimEnd: 2013-12-21T06:00:00+01:00
dTimStart: 2013-12-21T01:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: WOW. No crane weather to install walkways.
dTimEnd: 2013-12-21T11:30:00+01:00
dTimStart: 2013-12-21T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Installed walkways.
dTimEnd: 2013-12-21T13:15:00+01:00
dTimStart: 2013-12-21T11:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Performed TBT prior to leak test XMT cross.
dTimEnd: 2013-12-21T13:45:00+01:00
dTimStart: 2013-12-21T13:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Prepared to leak test XMT cross.
dTimEnd: 2013-12-21T15:00:00+01:00
dTimStart: 2013-12-21T13:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Leak tested XMT cross to 20 bar for 5 min.
dTimEnd: 2013-12-21T15:20:00+01:00
dTimStart: 2013-12-21T15:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Leak tested XMT cross to 120 bar for 10 min. Negative. Had problem getting good high pressure leak test. Opened/closed HMV two times with MMV closed. Opened MMV and leak tested XMT cross to 120 bar for 10 min. Negative. Opened/closed PWV three times. Pumped up XMT cross with max rate up to 160 bar, pressure dropped and stabilized at 120 bar. Leak tested XMT cross to 120 bar for 10 min.
dTimEnd: 2013-12-21T17:15:00+01:00
dTimStart: 2013-12-21T15:20:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: R/U chiksan on KWV and tested same to 20/345 bar for 5/10 min. Closed LTV and opened KWV and leak tested XMT cross against LTV to 20/160 bar for 5/10 min.
dTimEnd: 2013-12-21T20:00:00+01:00
dTimStart: 2013-12-21T17:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed TBT prior to R/U on well.
dTimEnd: 2013-12-21T20:30:00+01:00
dTimStart: 2013-12-21T20:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Removed XMT top cap and installed lower riser and BOP.
dTimEnd: 2013-12-21T21:15:00+01:00
dTimStart: 2013-12-21T20:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: M/U and lifted up upper lubricator and GIH in elevator. 
Meanwhile lifted perforation gun for run#1 onto HTS (Horisontal transfer system) with rig crane.
dTimEnd: 2013-12-21T22:30:00+01:00
dTimStart: 2013-12-21T21:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: M/U and lowered down lower lubricator from rig floor and stabbed lubricator onto BOP. L/D upper lubricator and GIH on rig floor.
dTimEnd: 2013-12-22T00:00:00+01:00
dTimStart: 2013-12-21T22:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: