Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-09T00:00:00+01:00 to 2008-01-10T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-10T00:00:00+01:00
dTimDiaHoleStart: 2008-01-03T16:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Repair AFT PRS. Function test AFT PRS. Secure FWD PRS. Remove scaffolding from derrick. Resume well cleaning operation.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 0
mdPlanned: -999.99
mdPlugTop: 3480
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 107
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Waited for weather condtions to improve for resuming AFT PRS repair work.
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-09T21:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-10T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Waited for weather condtions to improve for resuming AFT PRS repair work.

Meanwhile :
-Blinded pop off and tested DCI hose using cement unit to 200 bar / 10 min - ok
-ROV opened valve on DCI hose
-Installed debris caps on F-5, F-14 and F-15 wellheads
-Removed temporary cap and installed debris cap on F-1 conductor
-Attempted to inject slop in F-12 annulus. Pressure bulit up rapildly, 190 bar at approx 1 m3 pumped
-Operated/functioned annular preventer to gain faster closing time

dTimEnd: 2008-01-09T06:00:00+01:00
dTimStart: 2008-01-09T00:00:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Waited for weather condtions to improve for resuming AFT PRS repair work.

Meanwhile :
-Removed lead target in cement unit test line
-Performed general maintenance in drilling areas
-Cleaned pits

Winds :
12:00  81 knots
14:00  61 knots
16:00  56 knots
18:00  70 knots
20:00  53 knots
22:00  64 knots
dTimEnd: 2008-01-10T00:00:00+01:00
dTimStart: 2008-01-09T06:00:00+01:00
md: 2335
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
Lithology and shows: