Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-09T00:00:00+02:00 to 2013-09-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-10T00:00:00+02:00
dTimDiaHoleStart: 2013-09-09T09:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Perform cleanout run.
Perform inflow test.
Displace well to 1.03 sg Brine.
Pull out of hole with cleanout run.
Jet BOP and riser.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 11
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Circulated out excess spacer and cement.
Pulled out of hole with liner hanger running tool and laid down same.
Picked up and made up cleanout assembly and ran in hole to 2163m MD.
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-09T14:00:00+02:00
density: 1.32
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 37
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
Pore pressure:
Survey stations:
Activities:
comments: Continued circulating out spacer and excess cement at 2000 lpm and 183 bar. Diverted 20m3 spacer and excess cement to slop.
dTimEnd: 2013-09-09T00:30:00+02:00
dTimStart: 2013-09-09T00:00:00+02:00
md: 3090.1
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Broke out cement head, 3 meter pup and 2 drill pipe singles. Laid down same to deck. Inserted 2 x wiper balls and circulated same through string.
dTimEnd: 2013-09-09T02:00:00+02:00
dTimStart: 2013-09-09T00:30:00+02:00
md: 2970
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pumped slug. Pulled out of hole with liner hanger running tool on 5 1/2" drill pipe from 2970m MD to 230m MD.
dTimEnd: 2013-09-09T07:00:00+02:00
dTimStart: 2013-09-09T02:00:00+02:00
md: 230
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to pull out of hole with liner hanger running tool.
dTimEnd: 2013-09-09T07:15:00+02:00
dTimStart: 2013-09-09T07:00:00+02:00
md: 230
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Removed PS21 slips and installed master bushings.
dTimEnd: 2013-09-09T07:30:00+02:00
dTimStart: 2013-09-09T07:15:00+02:00
md: 230
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pulled out of hole with liner hanger running tool on 5 1/2" drill pipe and 5 1/2" heavt weight drill pipe from 230m MD to 24m MD.
dTimEnd: 2013-09-09T07:45:00+02:00
dTimStart: 2013-09-09T07:30:00+02:00
md: 24
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pulled out of hole and laid down liner hanger running tool to deck.
dTimEnd: 2013-09-09T08:45:00+02:00
dTimStart: 2013-09-09T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cleaned and tidied rig floor.
dTimEnd: 2013-09-09T09:30:00+02:00
dTimStart: 2013-09-09T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed BOP function test.
dTimEnd: 2013-09-09T10:30:00+02:00
dTimStart: 2013-09-09T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Picked up and made up jetting sub and ran in hole to 15m MD. Jetted BOP with 3000 lpm.
dTimEnd: 2013-09-09T11:15:00+02:00
dTimStart: 2013-09-09T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed handling equipment.
dTimEnd: 2013-09-09T11:45:00+02:00
dTimStart: 2013-09-09T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up and made up cleanout assembly.
dTimEnd: 2013-09-09T12:15:00+02:00
dTimStart: 2013-09-09T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Moved power rollers. Installed 3 1/2" auto slips and dog collar.
dTimEnd: 2013-09-09T13:00:00+02:00
dTimStart: 2013-09-09T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to pick up and make up 3 1/2" drill pipe from deck.
dTimEnd: 2013-09-09T13:15:00+02:00
dTimStart: 2013-09-09T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Ran in hole with cleanout assembly on 3 1/2" drill pipe to 404m MD.

Average trip speed: 101 m/hr.
dTimEnd: 2013-09-09T17:15:00+02:00
dTimStart: 2013-09-09T13:15:00+02:00
md: 404
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed to 5 1/2" handling equipment.
dTimEnd: 2013-09-09T17:30:00+02:00
dTimStart: 2013-09-09T17:15:00+02:00
md: 404
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up and made  up Well commisioner assembly, circulating sub and well patroler assembly.
dTimEnd: 2013-09-09T18:45:00+02:00
dTimStart: 2013-09-09T17:30:00+02:00
md: 404
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Installed PS 21 slips.
dTimEnd: 2013-09-09T19:00:00+02:00
dTimStart: 2013-09-09T18:45:00+02:00
md: 404
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to run in hole with cleanout assembly.
dTimEnd: 2013-09-09T19:15:00+02:00
dTimStart: 2013-09-09T19:00:00+02:00
md: 404
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Ran in hole with cleanout assembly from 404m MD to 1040m MD (9 5/8" scraper at 600m MD).
dTimEnd: 2013-09-09T20:30:00+02:00
dTimStart: 2013-09-09T19:15:00+02:00
md: 1040
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Established circulation with 1500 lpm, 58 bar and 40 rpm and scraped and cleaned area from 592m MD to 623m MD.
dTimEnd: 2013-09-09T21:45:00+02:00
dTimStart: 2013-09-09T20:30:00+02:00
md: 1040
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Ran in hole with cleanout assembly from 1040m MD to 2163m MD.
dTimEnd: 2013-09-10T00:00:00+02:00
dTimStart: 2013-09-09T21:45:00+02:00
md: 2163
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: