Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-01-30T00:00:00+01:00 to 1993-01-31T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 90.1
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-01-31T00:00:00+01:00
dTimDiaHoleStart: 1993-01-29T16:00:00+01:00
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *COMPLETE ANCHOR HANDLING.
*RIG MOVE TO 15/9 D-1H.
*ANCHOR HANDLING.
hpht: 0
md: -999.99
mdCsgLast: 3569.3
mdPlanned: -999.99
reportNo: 92
ropCurrent: -999.99
sum24Hr: *WOW FOR ANCHOR HANDLING.
*DE-BALLASTED RIG AND STARTED ANCHOR HANDLING.
tightWell: 0
tvdCsgLast: 2399
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: CONTINUED WAITING ON WEATHER FOR ANCHOR HANDLING
dTimEnd: 1993-01-30T06:00:00+01:00
dTimStart: 1993-01-30T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WAITED ON WEATHER FOR ANCHOR HANDLING
dTimEnd: 1993-01-30T21:00:00+01:00
dTimStart: 1993-01-30T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: DE-BALLASTED RIG
dTimEnd: 1993-01-31T00:00:00+01:00
dTimStart: 1993-01-30T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- anchor
state: ok
stateDetailActivity: success
Lithology and shows: