Daily Drilling Report
Well: NO 15/9-F-7
Report period: 2016-07-29T00:00:00+02:00 to 2016-07-30T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-05-01T00:00:00+02:00
dateDrillComplete: 2007-10-04
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-30T00:00:00+02:00
dTimDiaHoleStart: 2016-07-28T10:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: No upcoming operations on F-7
hpht: 0
md: -999.99
mdCsgLast: 1062
mdDiaHoleStart: 1
mdPlanned: -999.99
mdPlugTop: 189
mdStrengthForm: 0
presTestType: leak off test
reportNo: 2
ropCurrent: -999.99
strengthForm: 0
sum24Hr: - Pulled TH and 290m tubing
- Set EZSV plug in 13 3/8" casing
- Place balanced cement plug
- Pulled diverter
- Pulled surface LP riser
tightWell: 0
tvdCsgLast: 1056.7
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued rigging up FMS slips.
dTimEnd: 2016-07-29T01:15:00+02:00
dTimStart: 2016-07-29T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: B/O connection on tubing pup below TH and L/D TH and pup together.
dTimEnd: 2016-07-29T01:45:00+02:00
dTimStart: 2016-07-29T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for L/O tubing/completion.
dTimEnd: 2016-07-29T02:00:00+02:00
dTimStart: 2016-07-29T01:45:00+02:00
md: 794
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH from 794 mMD to 771 mMD.
Experienced issues with spooling unit rig-up. Alignment made it problematic to spool in at the same time as pulling out of hole.
dTimEnd: 2016-07-29T03:00:00+02:00
dTimStart: 2016-07-29T02:00:00+02:00
md: 771
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: TOFS: Discussed rig up and red zone compliance. Decided to rig up cable sheave in PRS (2,5m above rotary) in order to minimize amount of work inside red zone.
dTimEnd: 2016-07-29T03:15:00+02:00
dTimStart: 2016-07-29T03:00:00+02:00
md: 771
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Re-arranged rig up by including cable sheave.
Installed sheave in PRS and rotated rotary 90 degrees to optimize alignment to spooler unit.
dTimEnd: 2016-07-29T04:00:00+02:00
dTimStart: 2016-07-29T03:15:00+02:00
md: 771
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with tubing from 771 mMD to 579 mMD. Average pulling speed 5,7 jnt/hr.
dTimEnd: 2016-07-29T07:00:00+02:00
dTimStart: 2016-07-29T04:00:00+02:00
md: 579
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT with ongoing crew for L/O tubing
dTimEnd: 2016-07-29T07:15:00+02:00
dTimStart: 2016-07-29T07:00:00+02:00
md: 579
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with tubing from 579 mMD to 528 mMD. Avg. pulling speed 6,6 jnt/hr.
dTimEnd: 2016-07-29T08:00:00+02:00
dTimStart: 2016-07-29T07:15:00+02:00
md: 528
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for rigging down spooling unit and handling equipment.
dTimEnd: 2016-07-29T08:15:00+02:00
dTimStart: 2016-07-29T08:00:00+02:00
md: 528
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D handling equipment, scaffolding and spooing unit.
Changed inserts in BX elevator, 5 1/2".
dTimEnd: 2016-07-29T10:15:00+02:00
dTimStart: 2016-07-29T08:15:00+02:00
md: 528
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U spear assy, inspected same and latched spear in tubing at surface.
dTimEnd: 2016-07-29T10:30:00+02:00
dTimStart: 2016-07-29T10:15:00+02:00
md: 528
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed FMS slips and installed master bushing.
dTimEnd: 2016-07-29T11:00:00+02:00
dTimStart: 2016-07-29T10:30:00+02:00
md: 528
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: RIH w/ tubing on spear and 5 1/2"  DP from 528 m to 864 m . Avg. tripping speed 165 m/hr.
dTimEnd: 2016-07-29T13:00:00+02:00
dTimStart: 2016-07-29T11:00:00+02:00
md: 864
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Sat down 20 ton and released spear.
dTimEnd: 2016-07-29T13:15:00+02:00
dTimStart: 2016-07-29T13:00:00+02:00
md: 864
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ spear on 5 1/2"  DP from 325 m to surface . Avg. tripping speed 650 m/hr.
dTimEnd: 2016-07-29T13:45:00+02:00
dTimStart: 2016-07-29T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: L/D spear assy
dTimEnd: 2016-07-29T14:00:00+02:00
dTimStart: 2016-07-29T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U 13 3/8" EZSV plug BHA.
dTimEnd: 2016-07-29T14:45:00+02:00
dTimStart: 2016-07-29T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: RIH w/ EZSV plug on 5 1/2"  DP from surface to 286 mMD. Avg. tripping speed 286 m/hr.
dTimEnd: 2016-07-29T15:45:00+02:00
dTimStart: 2016-07-29T14:45:00+02:00
md: 286
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Washed setting area with 600 lpm between 286 mMD to 292 mMD.
Set EZSV plug at 289 mMD. Tagged plug with 10 ton.
dTimEnd: 2016-07-29T16:30:00+02:00
dTimStart: 2016-07-29T15:45:00+02:00
md: 292
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Staged up pumps to 2900lpm. Pumped 18m3 SW.
Disconnected TDS and pulled out 1 std.
dTimEnd: 2016-07-29T17:00:00+02:00
dTimStart: 2016-07-29T16:30:00+02:00
md: 286
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: M/U pump-in sub. Spaced out with stinger at 287 mMD.
dTimEnd: 2016-07-29T17:15:00+02:00
dTimStart: 2016-07-29T17:00:00+02:00
md: 287
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed TBT for placing balanced cement plug
dTimEnd: 2016-07-29T17:30:00+02:00
dTimStart: 2016-07-29T17:15:00+02:00
md: 287
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed line test to 100 bar / 2 min. Bled back to 20 bar and confirmed line-up.
dTimEnd: 2016-07-29T17:45:00+02:00
dTimStart: 2016-07-29T17:30:00+02:00
md: 287
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped 2 m3 FW from cement unit.
Mixed and pumped 7,8 m3 1,95sg cement slurry at 600lpm / 15 bar.
Displaced cement with 2 m3 FW.
dTimEnd: 2016-07-29T18:30:00+02:00
dTimStart: 2016-07-29T17:45:00+02:00
md: 287
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: L/D pump-in sub.
dTimEnd: 2016-07-29T18:40:00+02:00
dTimStart: 2016-07-29T18:30:00+02:00
md: 287
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH with EZSV RT from 287 mMD to 170 mMD.
M/U TDS, installed sponge ball and circulated above TOC. 2500 lpm /12 bar, 50 rpm / 5kNm.
dTimEnd: 2016-07-29T19:30:00+02:00
dTimStart: 2016-07-29T18:40:00+02:00
md: 170
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH w/ EZSV RT on 5 1/2"  DP from 170 mMD to 3 mMD. Avg. tripping speed 640 m/hr.
dTimEnd: 2016-07-29T19:45:00+02:00
dTimStart: 2016-07-29T19:30:00+02:00
md: 170
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: L/D EZSV RT.
dTimEnd: 2016-07-29T20:00:00+02:00
dTimStart: 2016-07-29T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor.
dTimEnd: 2016-07-29T20:15:00+02:00
dTimStart: 2016-07-29T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Drained riser, bled off diverter system and prepared to pull diverter.
dTimEnd: 2016-07-29T21:45:00+02:00
dTimStart: 2016-07-29T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for pulling diverter.
dTimEnd: 2016-07-29T22:00:00+02:00
dTimStart: 2016-07-29T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled diverter and R/B in set-back.
dTimEnd: 2016-07-29T22:30:00+02:00
dTimStart: 2016-07-29T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT rigging up to pull LP riser (surface riser).
dTimEnd: 2016-07-29T22:45:00+02:00
dTimStart: 2016-07-29T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing and attached lifting arrangement for LP riser.
dTimEnd: 2016-07-29T23:00:00+02:00
dTimStart: 2016-07-29T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for disconnecting LP riser.
dTimEnd: 2016-07-29T23:15:00+02:00
dTimStart: 2016-07-29T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attempted to release connector on LP riser. Riser stuck, max overpull 8 ton.
dTimEnd: 2016-07-29T23:45:00+02:00
dTimStart: 2016-07-29T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Re-attempted to release connector.
dTimEnd: 2016-07-30T00:00:00+02:00
dTimStart: 2016-07-29T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
Lithology and shows: