Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-04T00:00:00+02:00 to 2013-09-05T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-05T00:00:00+02:00
dTimDiaHoleStart: 2013-08-29T15:30:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drill out cement in shoetrack and 3 meters new formation.
Perform FIT to 1.60 sg.
Drill and orient 8 1/2" hole.
hpht: 0
md: 3097
mdCsgLast: 3090.1
mdDiaHoleStart: 2617
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 6
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Picked up and made up 8 1/2" bottom hole assembly.
Ran in hole with 8 1/2" bottom hole assembly to 2981m MD.
Performed choke drill.
Washed in hole with 8 1/2" bottom hole assembly to 3027m MD.
tightWell: 0
tvd: 2901.4
tvdCsgLast: 2895
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-04T10:30:00+02:00
density: 1.28
locationSample: Active pit
md: 3097
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
dTim: 2013-09-04T03:00:00+02:00
density: 1.32
locationSample: Flowline
md: 3097
mudClass: oil based
presBopRating: 345
pv: 37
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
Pore pressure:
Survey stations:
Activities:
comments: ***Report continuing from well 15/9-F-99, report #229***

Performed prejob meeting prior to pick up and make up 8 1/2" bottom hole assembly.
dTimEnd: 2013-09-04T09:45:00+02:00
dTimStart: 2013-09-04T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Picked up and made up 8 1/2" bottom hole assembly to 47m MD.
dTimEnd: 2013-09-04T11:15:00+02:00
dTimStart: 2013-09-04T09:45:00+02:00
md: 47
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Uploaded and iniated Testrak and ontrak/copilot.
dTimEnd: 2013-09-04T13:30:00+02:00
dTimStart: 2013-09-04T11:15:00+02:00
md: 47
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up float sub and stabilizer. Washed and cleaned all ports.
dTimEnd: 2013-09-04T14:00:00+02:00
dTimStart: 2013-09-04T13:30:00+02:00
md: 47
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Installed radioactive sources.
dTimEnd: 2013-09-04T15:00:00+02:00
dTimStart: 2013-09-04T14:00:00+02:00
md: 50
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up and made up 8 1/2" bottom hole assembly from 50m to 198m.
dTimEnd: 2013-09-04T16:45:00+02:00
dTimStart: 2013-09-04T15:00:00+02:00
md: 198
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Changed to 5 1/2" handling equipment.
dTimEnd: 2013-09-04T17:15:00+02:00
dTimStart: 2013-09-04T16:45:00+02:00
md: 198
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Ran in hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 198m to 1005m.
Average tripping speed: 530 m/hr.
dTimEnd: 2013-09-04T18:45:00+02:00
dTimStart: 2013-09-04T17:15:00+02:00
md: 198
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Filled pipe. Performed shallow test of MWD tools.
dTimEnd: 2013-09-04T19:30:00+02:00
dTimStart: 2013-09-04T18:45:00+02:00
md: 1005
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Ran in hole with 8 1/2" bottom hole assembly from 1005m to 2013m.
Average tripping speed: 672 m/hr.
dTimEnd: 2013-09-04T21:00:00+02:00
dTimStart: 2013-09-04T19:30:00+02:00
md: 2013
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Filled drillpipe.
dTimEnd: 2013-09-04T21:15:00+02:00
dTimStart: 2013-09-04T21:00:00+02:00
md: 2013
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Ran in hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 2013m to 2981m.
Average tripping speed: 645 m/hr.
dTimEnd: 2013-09-04T22:45:00+02:00
dTimStart: 2013-09-04T21:15:00+02:00
md: 2981
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed choke drill.
dTimEnd: 2013-09-04T23:45:00+02:00
dTimStart: 2013-09-04T22:45:00+02:00
md: 2981
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Established circulation with 1500 lpm, 121 bar and 30 rpm. Washed in hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 2981m to 3027m.
dTimEnd: 2013-09-05T00:00:00+02:00
dTimStart: 2013-09-04T23:45:00+02:00
md: 3027
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: