Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-08T00:00:00+02:00 to 2013-10-09T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-09T00:00:00+02:00
dTimDiaHoleStart: 2013-10-06T12:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with W/L run #3 USIT/CBL.
Log interval from EVO plug to 9 5/8" shoe.
POOH and L/D toolstring.
R/D add-on drum and R/U AWS winch for run #4 (tubing punch).
M/U toolstring #4, RIH and punch tubing, POOH and L/D toolstring.
hpht: 0
md: 3049
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdPlugTop: 3049
presTestType: formation integrity test
reportNo: 50
ropCurrent: -999.99
sum24Hr: RIH and set EVO plug in 7" liner at 3049 m.
Pressure tested EVO plug to 240 bar.
Changed equipment from AWS 5/16" e-line to SLB 7-46 cable.
Build cable head, prepared and tested toolstring for W/L run #3 USIT/CBL.  
tightWell: 0
tvdCsgLast: 3044
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-08T21:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 34
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
dTim: 2013-10-08T12:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 37
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
dTim: 2013-10-08T03:30:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 34
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
Pore pressure:
Survey stations:
Activities:
comments: Broke out lubricator. P/U and M/U toolstring for run #2 (EVO plug). 
Stabbed lubricator and M/U QTS. Leak tested QTS to 200 bar 10 min.
Opened SV and HMV.
dTimEnd: 2013-10-08T01:45:00+02:00
dTimStart: 2013-10-08T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: RIH w/ run #2 (EVO) 5,72" OD plug from surface to 3030 m.
Worked toolstring through ASV (FLX-4) at 495 m.
dTimEnd: 2013-10-08T07:00:00+02:00
dTimStart: 2013-10-08T01:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Correlated BHA across interval 3000 - 3070 m. Set plug at 3049 m.
dTimEnd: 2013-10-08T08:15:00+02:00
dTimStart: 2013-10-08T07:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: POOH from 3049 m to above the Xmas tree.
dTimEnd: 2013-10-08T10:45:00+02:00
dTimStart: 2013-10-08T08:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Closed HMV and SV. Pulled toolstring into catcher.
Leak tested across Xmas tree to 70 bar for 10 min.
Flushed wireline riser and lubricator with nitrogen. Broke out lubricator.
L/D toolstring.
dTimEnd: 2013-10-08T12:00:00+02:00
dTimStart: 2013-10-08T10:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Pressured tested EVO plug to 20/240 bar for 5/10 min. Pumped and bled back 932 l.
dTimEnd: 2013-10-08T13:00:00+02:00
dTimStart: 2013-10-08T12:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: R/D lubricator. Re-configured AWS winch. Hooked up add-on drum with 7-46 SLB cable. Calibrated weight cell and installed depth counter. 

Meanwhile isolated rigfloor equipment. Changed out oil on TDS.
Cleared pipe deck to L/O 3 1/2" DP. Installed new cladding on drag chain.
dTimEnd: 2013-10-08T19:00:00+02:00
dTimStart: 2013-10-08T13:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Installed AWS pump in sub on W/L riser, connected hose for returns to trip tank.
SLB built rope socket/cable head and prepared tools on deck for W/L run #3 USIT/CBL.
dTimEnd: 2013-10-08T20:30:00+02:00
dTimStart: 2013-10-08T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Interrupted preparation due to lifting on cantilever. L/O 40 joints 3 1/2" DP.
dTimEnd: 2013-10-08T21:15:00+02:00
dTimStart: 2013-10-08T20:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: SLB prepared primary and backup tools on deck for W/L run #3 USIT/CBL.
dTimEnd: 2013-10-09T00:00:00+02:00
dTimStart: 2013-10-08T21:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: