Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2012-01-29T00:00:00+01:00 to 2012-01-30T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2012-01-30T00:00:00+01:00
dTimDiaHoleStart: 2012-01-27T15:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Expected status 06:00 tomorrow: Rigged down wire line and WellTec equipment and prepared to send.
hpht: 0
md: -999.99
mdCsgLast: 3695
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Took over well from production. Rigged up riser, BOP and lubricator. Installed BHA and tested rig up.Equalized over DHSV and SV. Opened well and RIH.
tightWell: 0
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Installed cover over drop-in-drum. Calibrated counters and pulled out 5/16" cable to test BHA.
dTimEnd: 2012-01-29T01:45:00+01:00
dTimStart: 2012-01-29T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Connected cable to BHA and tested tractors and DPU setting tools.
dTimEnd: 2012-01-29T03:35:00+01:00
dTimStart: 2012-01-29T01:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed in well to prepare for handover.
Meanwhile: Tided area and completed check lists.

dTimEnd: 2012-01-29T06:00:00+01:00
dTimStart: 2012-01-29T03:35:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited for Production Department to prepare well for handover.
dTimEnd: 2012-01-29T10:15:00+01:00
dTimStart: 2012-01-29T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Took over well and leak tested XMT cross to 20/200 bar. Took off XMT cap and installed X-over/lower riser. RU BOP and function tested same. Leak tested connections against SV.
dTimEnd: 2012-01-29T15:00:00+01:00
dTimStart: 2012-01-29T10:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lifted down upper riser and connected to BOP. RU lubricator and upper sheave wheel in elevator.
dTimEnd: 2012-01-29T16:00:00+01:00
dTimStart: 2012-01-29T15:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Installed BHA #1, EV0 plug and 3 1/8" tractor, into lubricator in three parts. Pumped MEG through production chemical line to fill lubricator and leak tested lubricator and QTS 5/10 min to 20/170 bar with AWS PT pump.
dTimEnd: 2012-01-29T19:00:00+01:00
dTimStart: 2012-01-29T16:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Opened HMV and pump MEG through production chemical line to equalize across DHSV and opened DHSV.
dTimEnd: 2012-01-29T21:00:00+01:00
dTimStart: 2012-01-29T19:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Equalized and opened SV 44 turn.
dTimEnd: 2012-01-29T21:30:00+01:00
dTimStart: 2012-01-29T21:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Opened well and RIH with BHA#1 EV0 plug. Lost some weight, indicating small restriction.
dTimEnd: 2012-01-30T00:00:00+01:00
dTimStart: 2012-01-29T21:30:00+01:00
md: 510
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
Lithology and shows: