Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-07-02T00:00:00+02:00 to 2013-07-03T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-03T00:00:00+02:00
dTimDiaHoleStart: 2013-06-30T14:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run completion.
Pick up and install DHSV.
Continue to RIH with completion string.


hpht: 0
md: 4768.7
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 36
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: RIH with 7" tubing from 971 m to 2035 m 
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-07-02T21:00:00+02:00
density: 1.03
locationSample: Flowline
md: 4770
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
dTim: 2013-07-02T16:00:00+02:00
density: 1.32
locationSample: Reserve pit
md: 4770
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14
Pore pressure:
Survey stations:
Activities:
comments: RIH with 7" tubing from 913 m to 971 m 
Average running speed 2 joints/hr. 
Total rejected joints 2.
Observed hydraulic leak from elevator fitting.
dTimEnd: 2013-07-02T02:00:00+02:00
dTimStart: 2013-07-02T00:00:00+02:00
md: 971
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Replaced broken hydraulic fitting on elevator.
dTimEnd: 2013-07-02T02:15:00+02:00
dTimStart: 2013-07-02T02:00:00+02:00
md: 971
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: RIH with 7" tubing from 971 m to 1232 m 
Average running speed 4,5 joints/hr. 
Total rejected joints 3.
dTimEnd: 2013-07-02T07:00:00+02:00
dTimStart: 2013-07-02T02:15:00+02:00
md: 1232
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held pre-job meeting.
Replaced tubing elevators to improve vertical alignment of tubing.
dTimEnd: 2013-07-02T07:45:00+02:00
dTimStart: 2013-07-02T07:00:00+02:00
md: 1232
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 1232 m to 1316 m 
Average running speed 1 joints/hr. 
Total rejected joints 9
High pressure cleaned and re-doped all pins and boxes.
dTimEnd: 2013-07-02T14:00:00+02:00
dTimStart: 2013-07-02T07:45:00+02:00
md: 1316
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 1316 m to 1500 m 
Average running speed 4,5 joints/hr. 
Running speed reduced due continous alignment checking and optimizing.
Total rejected joints 0.

Held pre-job meeting prior to adjust alignment on TDS.
dTimEnd: 2013-07-02T17:30:00+02:00
dTimStart: 2013-07-02T14:00:00+02:00
md: 1500
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Adjusted TDS alignment.
dTimEnd: 2013-07-02T17:45:00+02:00
dTimStart: 2013-07-02T17:30:00+02:00
md: 1500
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 1500 m to 2035 m 
Average running speed 7 joints/hr. 
Total rejected joints 0.
dTimEnd: 2013-07-03T00:00:00+02:00
dTimStart: 2013-07-02T17:45:00+02:00
md: 2035
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: