Daily Drilling Report
Well: NO 15/9-19 A
Report period: 1997-10-24T00:00:00+02:00 to 1997-10-25T00:00:00+02:00
Wellbore info:
dTimSpud: 1997-07-25T00:00:00+02:00
dateDrillComplete: 1997-08-30
daysBehind: 92
operator: Statoil
rigAlias: name: BYFORD DOLPHIN
name: 341331
Status:
dTim: 1997-10-25T00:00:00+02:00
dTimDiaHoleStart: 1997-08-30T02:00:00+02:00
distDrill: -999.99
elevKelly: 25
fixedRig: false
forecast24Hr: CONTINUE RUNNING DST STRING.
hpht: 0
md: 4131
mdCsgLast: 4643
mdDiaHoleStart: 4131
mdKickoff: 2178
mdPlanned: -999.99
mdPlugTop: 3947
reportNo: 93
ropCurrent: -999.99
sum24Hr: PERFORATED DST #1A ZONE USING ELECTRIC LINE. MU & STARTED RUNNING DST
STRING.
tightWell: 0
tvd: 3319
waterDepth: 84
wellheadElevation: 106.5
Drilling fluid:
dTim: 1997-10-24T23:59:00+02:00
density: 1.47
locationSample: Flowline
md: 4131
mudClass: other
presBopRating: 999
pv: 56
type: ULTIDRILL
visFunnel: -999.99
yp: 13
Pore pressure:
dTim: 1997-10-25T00:00:00+02:00
equivalentMudWeight: 1.15
md: 4131
readingKind: estimated
Survey stations:
Activities:
comments: COMPLETED POOH WITH EZSV MECHANICAL SETTING TOOL. PERFORMED WEEKLY FUNCTION TEST OF BOPS WHEN SETTING TOOL LOCATEDØ480M. FUNCTION TESTED ON YELLOW POD FROM TOOLPUSHER'S OFFICE.
dTimEnd: 1997-10-24T06:00:00+02:00
dTimStart: 1997-10-24T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: PU USED SSTT & BROKE-OUT ASSOCIATED TUBULARS. LD SSTT & PU BACK-UP SSTT. MU ASSOCIATED TUBULARS & LD ON PIPE RACK FOR PRESSURE TESTING.
dTimEnd: 1997-10-24T08:00:00+02:00
dTimStart: 1997-10-24T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: success
comments: PU BACK-UP FLOW HEAD & MU 1 JOINT OF 5" TBG. BELOW HEAD. LD FLOW HEAD ON PIPE RACK FOR PRESSURE TESTING.
dTimEnd: 1997-10-24T10:30:00+02:00
dTimStart: 1997-10-24T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: success
comments: RU ATLAS ELECTRIC LINE. RIH & PERFORATED DST #1A ZONE FORM 3885,5 - 3888,5 M AT 6 SPF. POOH & RD ATLAS.
dTimEnd: 1997-10-24T16:30:00+02:00
dTimStart: 1997-10-24T10:30:00+02:00
md: 3888
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: HELD PRE-JOB SAFETY MEETING. MU DST BHA.
dTimEnd: 1997-10-25T00:00:00+02:00
dTimStart: 1997-10-24T16:30:00+02:00
md: 220
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: