Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-04-10T00:00:00+02:00 to 2013-04-11T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
daysBehind: 20.1
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-04-11T00:00:00+02:00
dTimDiaHoleStart: 2013-03-23T05:30:00+01:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Test HPDR and BOP connections.
Run and set seat protector.
Pick up 17 1/2" drilling BHA and RIH.
Drill out cement and float.
hpht: 0
md: 1365
mdCsgLast: 1357.7
mdDiaHoleStart: 257
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 36
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Installed HPDR tensioner system.
Ran and nippled up BOP.

tightWell: 0
tvd: 1345.5
tvdCsgLast: 1334
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 139.2
Drilling fluid:
dTim: 2013-04-10T12:00:00+02:00
density: -999.99
locationSample: Reserve pit
md: -999.99
mudClass: oil based
presBopRating: 345
pv: 28
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 6
dTim: 2013-04-10T23:00:00+02:00
density: 1.4
locationSample: Reserve pit
md: -999.99
mudClass: oil based
presBopRating: 345
pv: 29
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 6
dTim: 2013-04-10T23:30:00+02:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 345
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Installed centralizer and boat collision stool.

Meanwhile:
Installed new washpipe.
dTimEnd: 2013-04-10T02:00:00+02:00
dTimStart: 2013-04-10T00:00:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed tensioner ring and cylinders.

Meanwhile:
Replaced soloniod valve on TDS spin function.
dTimEnd: 2013-04-10T09:30:00+02:00
dTimStart: 2013-04-10T02:00:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting.
Load shifted from TDS to tension cylinders.
Final tension on cylinders adjusted to 150 Ton.
dTimEnd: 2013-04-10T11:30:00+02:00
dTimStart: 2013-04-10T09:30:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Released Claxton tool and pulled back same to drill floor.
Broke out and laid down Claxton tool to deck.
dTimEnd: 2013-04-10T13:30:00+02:00
dTimStart: 2013-04-10T11:30:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared for skidding BOP to wellcenter.
Rigged up scaffolding for accessing NT2 connector.
Held toolbox talk prior to skidding and landing BOP.
Skidded BOP to wellcenter and landed same.
At 1600 hrs. started production on well F-12 and F-14.
dTimEnd: 2013-04-10T16:00:00+02:00
dTimStart: 2013-04-10T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Nippled up BOP, slip joint and diverter systems.
dTimEnd: 2013-04-11T00:00:00+02:00
dTimStart: 2013-04-10T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: