Daily Drilling Report
Well: NO 15/9-F-9
Report period: 2008-08-26T00:00:00+02:00 to 2008-08-27T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-09T00:00:00+01:00
dateDrillComplete: 2008-08-31
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-27T00:00:00+02:00
dTimDiaHoleStart: 2008-08-26T12:00:00+02:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue MU and RIH with production riser. Land riser and lock tie-back connector. Start installing tension system.
hpht: 0
md: 919
mdCsgLast: 909.8
mdDiaHoleStart: 919
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 11
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Skidded rig from F-5 to F-9. RU for running production riser. Installed riser spider. RIH with TBC and second riser double. Installed guide wires.
tightWell: 0
tvd: 913
tvdCsgLast: 905.1
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Prepared to skid rig. Skidded rig 2.25 m fwd and 1.5 m starboard to F-9.

Meanwhile MU riser RT to DP std and RB same.
dTimEnd: 2008-08-26T14:00:00+02:00
dTimStart: 2008-08-26T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Lifted riser spider in to rig floor. Changed 5 1/2" handling equipment to long slings. Transported riser spider close to rotary, removed the master bushing and adapter ring. Installed the spider and hooked up hydraulic hoses and function tested same. Changed back to 5 1/2" handling equipment.
dTimEnd: 2008-08-26T17:15:00+02:00
dTimStart: 2008-08-26T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up 1st joint - TBC and stress joint, with simultaneous lift by deck crane and TDS. Checked guidewire clamp. Landed TBC and stress joint in the spider.
dTimEnd: 2008-08-26T18:15:00+02:00
dTimStart: 2008-08-26T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up 1st double - lower pup joint and std joint #1 with simultaneous lift by deck crane and TDS. Removed handling flange on 1st joint. Made up connection using bolt tensioner tools. Tested flange to 3000 psi through test port - ok. Installed bolt caps and fairings. Attached guidewire slings and on TBC / stress joint.
dTimEnd: 2008-08-26T21:30:00+02:00
dTimStart: 2008-08-26T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with production riser to 20 m. Function trested TBC and performed pre-operational checks according to Vetco procedure.

dTimEnd: 2008-08-26T23:00:00+02:00
dTimStart: 2008-08-26T21:30:00+02:00
md: 20
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Shut in F-4 and F-5 at 23:00. PU riser and TBC to rig floor and secured riser. Prepared for and opened hatch covers on all levels for F-8, F-9 and F-10.
dTimEnd: 2008-08-27T00:00:00+02:00
dTimStart: 2008-08-26T23:00:00+02:00
md: 20
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: