Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-31T00:00:00+01:00 to 2013-11-01T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 8.8
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-11-01T00:00:00+01:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Wait on weather.
hpht: 0
md: 2637
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 73
ropCurrent: -999.99
sum24Hr: Waited on weather to run HPDR.
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-31T10:00:00+01:00
density: 1.21
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8.5
dTim: 2013-10-31T23:00:00+01:00
density: 1.21
locationSample: Active pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather to run HPDR.

Meanwhile:
Tested BOP's to 20 / 345 bar for 5 / 10 minutes.
Performed planned maintenance and general housekeeping.
dTimEnd: 2013-10-31T07:00:00+01:00
dTimStart: 2013-10-31T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to run HPDR.

Meanwhile:
Tested BOP's and manifolds to 20 / 345 bar for 5 / 10 minutes.
Performed planned maintenance and general housekeeping.
dTimEnd: 2013-10-31T19:00:00+01:00
dTimStart: 2013-10-31T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to run HPDR.

Meanwhile:
Installed hatches on well head deck.
Tested manifolds to 20 / 345 bar for 5 / 10 minutes.
Performed planned maintenance and general housekeeping.

dTimEnd: 2013-11-01T00:00:00+01:00
dTimStart: 2013-10-31T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: