Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-06-15T00:00:00+02:00 to 2016-06-16T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-06-16T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Flush well by bullheading SW
- Pump and bullhead cement in 7" liner
- WOC. Meanwhile: Pressure test BOP
- Pressure test and inflow test cement plug
- Inflow test DHSV
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Rigged up bleed-off manifold on KWV and installed bleed-off line.
- Hooked up Altus pump for local control of HMV and DHSV.
- Leak tested bleed-off manifold. Experienced issues with leaking check valve.
- Opened HMV and MMV. 29 bar trapped above DHSV. Bled down pressure to 0,3 bar.
- Removed tree cap and installed cement spool onto XT.
- Attempted to pressure tested cement spool


tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Performed TBT with all involved personnel for rigging up cement spool onto XMT
dTimEnd: 2016-06-15T01:15:00+02:00
dTimStart: 2016-06-15T00:45:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed hatch on well F-1 C.
Meanwhile: Altus prepared and lowered hoses down to moonpool for local control of HMV and DHSV.
dTimEnd: 2016-06-15T02:15:00+02:00
dTimStart: 2016-06-15T01:15:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed scaffolding around hatch.
Meanwhile: Barriered off area on XT deck.
dTimEnd: 2016-06-15T02:30:00+02:00
dTimStart: 2016-06-15T02:15:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Verified no pressure on KWV prior to rigging up manifold
Rigged up manifold on KWV. Installed bleed off line as per DOP.
dTimEnd: 2016-06-15T03:45:00+02:00
dTimStart: 2016-06-15T02:30:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Altus hooked up hoses for local control of HMV and DHSV.
Meanwhile: Rearranged hoses in moonpool for over head crane to have clear passage.
dTimEnd: 2016-06-15T04:30:00+02:00
dTimStart: 2016-06-15T03:45:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attempted to leak test bleed-off manifold against closed KWV with test pump, no go.
Attempted to re-test, no go. Found leaking check valve on manifold.
Replaced check valve and attempted to pressure test line-up to XT cross, no-go.
Found newly installed check valve also leaking. Replaced check valve with lo-torque valve.
dTimEnd: 2016-06-15T06:00:00+02:00
dTimStart: 2016-06-15T04:30:00+02:00
md: 4094
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Leak tested bleed-off manifold, OK.
dTimEnd: 2016-06-15T06:30:00+02:00
dTimStart: 2016-06-15T06:00:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Opened HMV and MMV, 29bar above DHSV.
Started to bleed down pressure above DHSV through KWV to closed drain.
dTimEnd: 2016-06-15T07:00:00+02:00
dTimStart: 2016-06-15T06:30:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued bleeding off pressure above DHSV. Bled down to 0,3bar.
Closed HMV and confirmed no pressure in XT cross.
Removed bleed off line and removed tree cap.
dTimEnd: 2016-06-15T09:15:00+02:00
dTimStart: 2016-06-15T07:00:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed studded tree cap connection from XT and lifted same away with tugger.
dTimEnd: 2016-06-15T09:45:00+02:00
dTimStart: 2016-06-15T09:15:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Studded bolts found to be loose on cmt manifold and spool. Lifted cement manifold with gantry crane
Rigged up high torque equipment and torqued up studs correctly, checked all other studs.
Meanwhile: Installed split hatches over well F-1 C. Test ran shakers.
dTimEnd: 2016-06-15T16:15:00+02:00
dTimStart: 2016-06-15T09:45:00+02:00
md: 4094
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting for installing the cement spool onto XT.
dTimEnd: 2016-06-15T16:30:00+02:00
dTimStart: 2016-06-15T16:15:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted cement spool and landed off on XT according to simops procedure.
dTimEnd: 2016-06-15T17:15:00+02:00
dTimStart: 2016-06-15T16:30:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U studded flange connection to XT.
Meanwhile: Prepared cement hose
dTimEnd: 2016-06-15T18:00:00+02:00
dTimStart: 2016-06-15T17:15:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed smaller split hole cover around cement spool on hatch deck.
Rigged up cement hose to cement spool. Installed safety slings.
dTimEnd: 2016-06-15T18:45:00+02:00
dTimStart: 2016-06-15T18:00:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared moonpool area.
dTimEnd: 2016-06-15T19:00:00+02:00
dTimStart: 2016-06-15T18:45:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Built scaffold in moon pool around cement spool for open and closing the lo-torq valves, and to install the drain hose on top.
Meanwhile: Altus re-routed and re-installed control hoses for local control of HMV and DHSV. Hook up contingency hose from bleed-off manifold to overboard.
dTimEnd: 2016-06-15T21:30:00+02:00
dTimStart: 2016-06-15T19:00:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued rigging up hoses to cement spool.
Meanwhile: Scaffolders continued to build scaffold in moonpool. Cementers prepared fluid for volume test of line to moonpool. Altus tested and checked hose connections for local control operation of HMV and DHSV.
dTimEnd: 2016-06-15T22:15:00+02:00
dTimStart: 2016-06-15T21:30:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Altus installed hose to closed drain on top of cement spool.
dTimEnd: 2016-06-15T22:45:00+02:00
dTimStart: 2016-06-15T22:15:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting for pressure testing the cement spool
dTimEnd: 2016-06-15T23:00:00+02:00
dTimStart: 2016-06-15T22:45:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared cement unit for cement operation and volume test to moonpool.

dTimEnd: 2016-06-16T00:00:00+02:00
dTimStart: 2016-06-15T23:00:00+02:00
md: 4094
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: