Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-02-28T00:00:00+01:00 to 2014-03-01T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-01T00:00:00+01:00
dTimDiaHoleStart: 2014-02-21T14:30:00+01:00
diaHole: 17.5
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Circulate prior to cement job. Perform cement job on 13 3/8" casing. Set ant test seal assy. POOH and R/D cement head, L/D landing string. Install wear bushing. Pressure test BOP, TDS and manifolds.
hpht: 0
md: 2514
mdCsgLast: 1348.4
mdDiaHoleStart: 1364
mdPlanned: -999.99
mdStrengthForm: 1358
presTestType: formation integrity test
reportNo: 8
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Retrieved nominal seat protector. R/U 13 3/8" casing equipment. P/U 13 3/8" shoe track. RIH with 13 3/8" casing stand to 1848 m.
tightWell: 0
tvd: 2451.9
tvdCsgLast: 1336.4
tvdStrengthForm: 1345.9
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-28T22:00:00+01:00
density: 1.4
locationSample: Active pit
md: 2512
mudClass: oil based
presBopRating: 345
pv: 44
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
dTim: 2014-02-28T05:00:00+01:00
density: 1.4
locationSample: Flowline
md: 2514
mudClass: oil based
presBopRating: 345
pv: 44
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
Pore pressure:
Survey stations:
Activities:
comments: M/U jet assy to HWDP and rih to 44 m.
Performed pre-job meeting prior to pull nominal seat protector.

dTimEnd: 2014-02-28T00:15:00+01:00
dTimStart: 2014-02-28T00:00:00+01:00
md: 44
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U W.B RRT, M/U STD HWDP. Function tested as per GE instructs, RIH to 132 m.
dTimEnd: 2014-02-28T01:00:00+01:00
dTimStart: 2014-02-28T00:15:00+01:00
md: 132
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U TDS, Jet wash W.H from 133 m to 140 m 3 x passes with 2000l lpm, 25 bar.
dTimEnd: 2014-02-28T01:45:00+01:00
dTimStart: 2014-02-28T01:00:00+01:00
md: 132
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U TDS to string. RIH from 133 m to 138.9 m. Engaged W.B RRT as per G.E instructions. Set down 7 ton, P/U 3-5 ton overpull, W.B disengaged.
dTimEnd: 2014-02-28T02:30:00+01:00
dTimStart: 2014-02-28T01:45:00+01:00
md: 138
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH from 138 m to 112 m. M/U TDS to string. Jet washed 3 x passes ( Jet  from 140m to 133 m ) with 2000 lpm, 27 bar.
dTimEnd: 2014-02-28T03:15:00+01:00
dTimStart: 2014-02-28T02:30:00+01:00
md: 112
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH from 112 m to 46 m.
dTimEnd: 2014-02-28T04:00:00+01:00
dTimStart: 2014-02-28T03:15:00+01:00
md: 46
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior L/O W.B and W.B RRT.
dTimEnd: 2014-02-28T04:15:00+01:00
dTimStart: 2014-02-28T04:00:00+01:00
md: 46
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Released W.B and reset RRT as per G.E instructions L/O same.
dTimEnd: 2014-02-28T05:00:00+01:00
dTimStart: 2014-02-28T04:15:00+01:00
md: 46
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH from 46 m, R/B and L/O jet sub assy. Meanwhile hold pre-job meeting prior to perform service TDS.
dTimEnd: 2014-02-28T05:15:00+01:00
dTimStart: 2014-02-28T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed servic on TDS.
dTimEnd: 2014-02-28T05:45:00+01:00
dTimStart: 2014-02-28T05:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to rig up 13 3/8" casing equipment.
dTimEnd: 2014-02-28T06:00:00+01:00
dTimStart: 2014-02-28T05:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/U 13 3/8" casing equipment. P/U casing tong and R/U same.
dTimEnd: 2014-02-28T07:00:00+01:00
dTimStart: 2014-02-28T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with new crew prior to rig up 13 3/8" casing equipment.
dTimEnd: 2014-02-28T07:15:00+01:00
dTimStart: 2014-02-28T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/U 13 3/8" casing equipment. 
Removed BX-elevator and rotating arm. Installed Archer circulating tool to TDS. Installed 500 ton elevator. Checked space out for circulating tool. Installed FMS slips and attached hoses, function tested same.
dTimEnd: 2014-02-28T11:45:00+01:00
dTimStart: 2014-02-28T07:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to M/U shoe track and run 13 3/8" casing.
dTimEnd: 2014-02-28T12:00:00+01:00
dTimStart: 2014-02-28T11:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U 13 3/8" shoe track and M/U and thread locked to joint # C4 to 50 m.
dTimEnd: 2014-02-28T13:00:00+01:00
dTimStart: 2014-02-28T12:00:00+01:00
md: 50
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8" casing stand from 50 to 1188 m. Running speed 189,5 m/hr.
Filled every stand while RIH.
Recorded up/down weight prior to entering open hole.
dTimEnd: 2014-02-28T19:00:00+01:00
dTimStart: 2014-02-28T13:00:00+01:00
md: 1188
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to run 13 3/8" casing.
dTimEnd: 2014-02-28T19:15:00+01:00
dTimStart: 2014-02-28T19:00:00+01:00
md: 1188
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Checked casing equipment. Greased slips, elevator and casing tong.
dTimEnd: 2014-02-28T19:30:00+01:00
dTimStart: 2014-02-28T19:15:00+01:00
md: 1188
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8" casing stand from 1188 to 1348 m. Running speed 128 m/hr.
Filled every stand while RIH.
Recorded up/down weight prior to entering open hole, 185/170 ton.
dTimEnd: 2014-02-28T20:45:00+01:00
dTimStart: 2014-02-28T19:30:00+01:00
md: 1348
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8" casing stand from 1348 to 1848 m. Running speed 166,5 m/hr.
Filled every stand while RIH.
No drag observed when entered open hole at 1348 m.
dTimEnd: 2014-02-28T23:45:00+01:00
dTimStart: 2014-02-28T20:45:00+01:00
md: 1848
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Greased elevator and checked casing tong.
dTimEnd: 2014-03-01T00:00:00+01:00
dTimStart: 2014-02-28T23:45:00+01:00
md: 1848
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: