Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2009-07-10T00:00:00+02:00 to 2009-07-11T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
daysBehind: 2.7
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-07-11T00:00:00+02:00
dTimDiaHoleStart: 2009-07-09T08:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pump 30 M3 of 1.03 sg NaCl brine. Pull lower cup into blank pipe and pump 20 M3 of 1.03 sg NaCl packer fluid. Pull above top of sand screen. Displace to 1.03 sg NaCl packer fluid. POOH with swab cups. Retrieve bore protector. Jet wash riser and wellhead. Make up ESP assemblies and connect cable.



Operation target tomorrow at 06:00 hrs: Connecting ESP cable. 

hpht: 0
md: 1206
mdCsgLast: 1201
mdDiaHoleStart: 1206
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 8
ropCurrent: -999.99
strengthForm: 0
sum24Hr: BO and LD liner hanger running tool. Ran in hole with swab cups. Circulated 1 time BU. Pumped citric acid and swabbed well. Monitored loss rate; 1.5 - 2.0 M3. Cut and slipped drill line. Repaired gear on dead mans anchor. Reset and tested anti-collision system after cut and slip. BO side entry sub and Kelly cock. Pulled upper cup into blank pipe.  
tightWell: 0
tvd: 1013
tvdCsgLast: 1012
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
dTim: 2009-07-10T22:00:00+02:00
density: 103
locationSample: Reserve pit
md: 1206
mudClass: other
presBopRating: 0
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued mixing 1.03 sg NaCl brine. Meanwhile performed general rig maintenance.
dTimEnd: 2009-07-10T02:00:00+02:00
dTimStart: 2009-07-10T00:00:00+02:00
md: 935
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Displaced 9 5/8" and 13 3/8" casing to 1.03 sg NaCl with 3000 lpm, 63 bars.
dTimEnd: 2009-07-10T02:30:00+02:00
dTimStart: 2009-07-10T02:00:00+02:00
md: 935
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Pulled out of hole from 935 m to 15 m. Tripped with reduced speed due to high friction in the well causing vibration in derrick.
dTimEnd: 2009-07-10T05:15:00+02:00
dTimStart: 2009-07-10T02:30:00+02:00
md: 15
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Removed hydraulic power slips and installed master bushing. Racked back stand.
dTimEnd: 2009-07-10T05:45:00+02:00
dTimStart: 2009-07-10T05:15:00+02:00
md: 15
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: BO and LD liner hanger running tool.
dTimEnd: 2009-07-10T06:00:00+02:00
dTimStart: 2009-07-10T05:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: BO and LD liner hanger running tool.
dTimEnd: 2009-07-10T06:15:00+02:00
dTimStart: 2009-07-10T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Changed dies in iron roughneck. Cleaned and tidied rig floor.
dTimEnd: 2009-07-10T07:00:00+02:00
dTimStart: 2009-07-10T06:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held pre job meeting prior to pick up swab cup assembly. Changed inserts in slips and elevator.
dTimEnd: 2009-07-10T07:30:00+02:00
dTimStart: 2009-07-10T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up swab assemblies and ran in hole to 267 m.
dTimEnd: 2009-07-10T09:00:00+02:00
dTimStart: 2009-07-10T07:30:00+02:00
md: 267
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed handling equipment. Meanwhile changed fitting on iron roughneck.
dTimEnd: 2009-07-10T09:30:00+02:00
dTimStart: 2009-07-10T09:00:00+02:00
md: 267
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Ran in hole with swab cup assembly on 5 ½" DP from 267 m to 1187 m.
dTimEnd: 2009-07-10T14:15:00+02:00
dTimStart: 2009-07-10T09:30:00+02:00
md: 1187
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Circulated 1 time BU with 1500 lpm, 35-30 m.
dTimEnd: 2009-07-10T14:45:00+02:00
dTimStart: 2009-07-10T14:15:00+02:00
md: 1187
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pumped 9.6 m³ of citric acid, 1.06 sg, displaced with 12.6 m³ 1.03 sg brine at 1500 lpm, 27 bars.
dTimEnd: 2009-07-10T15:15:00+02:00
dTimStart: 2009-07-10T14:45:00+02:00
md: 1187
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Observed well on trip tank. Gained 0.36 M3/hr for the first half hour due to thermal expansion, then levelled of and stabilized.
dTimEnd: 2009-07-10T16:15:00+02:00
dTimStart: 2009-07-10T15:15:00+02:00
md: 1187
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled the upper cup into the blank pipe and swabbed the well 11 times with 30 m strokes (1153-1123 m) 30 m/min. Ran back to 1187 m. Opened the stand pipe valve. Pumped 0.5 m³ down DP and displaced clean acid into well bore. Closed stand pipe valve. Pulled out of hole until upper swab cups above screens.
dTimEnd: 2009-07-10T17:30:00+02:00
dTimStart: 2009-07-10T16:15:00+02:00
md: 1120
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Monitored well on trip tank for losses. Loss rate 1.5 - 2 M3/min.
dTimEnd: 2009-07-10T18:00:00+02:00
dTimStart: 2009-07-10T17:30:00+02:00
md: 1120
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Stopped filling the hole from trip tank and let fluid level in annulus drop to equilibrium.
dTimEnd: 2009-07-10T19:30:00+02:00
dTimStart: 2009-07-10T18:00:00+02:00
md: 1120
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Ran in hole to 1159 m. Removed hydraulic power slips and installed master bushing. Ran in hole from 1159 m to 1187 m.
dTimEnd: 2009-07-10T20:30:00+02:00
dTimStart: 2009-07-10T19:30:00+02:00
md: 1187
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pumped 6.2 m³ of citric acid, 1.06 sg, displaced with 12.8 m³ 1.03 sg brine at 1500 lpm, 29 bars. No return seen.
dTimEnd: 2009-07-10T21:00:00+02:00
dTimStart: 2009-07-10T20:30:00+02:00
md: 1187
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Laid out double DP, installed side entry sub and Kelly cock on string.
dTimEnd: 2009-07-10T21:30:00+02:00
dTimStart: 2009-07-10T21:00:00+02:00
md: 1170
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held pre job meeting. Performed cut and slip of drill line. Broke bolts on dead mans anchor gear box.
dTimEnd: 2009-07-11T00:00:00+02:00
dTimStart: 2009-07-10T21:30:00+02:00
md: 1170
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
Lithology and shows: