Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2009-03-12T00:00:00+01:00 to 2009-03-13T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 3.4
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-03-13T00:00:00+01:00
dTimDiaHoleStart: 2009-03-06T18:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Disconnect WL riser and BOP from XMT and suspend from rig floor. RD surface lines. Skid rig to F-12 and install hatches on weather deck. Leak test XMT cross, KWV and tree cap. Hand well over to Mærsk production. Transfer operation to F-12.
hpht: 0
md: 3750
mdCsgLast: 3695
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 7
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Stod by for rigging down WL until scheduled shut-in. Canceled cheduled production shut-in and had to wait on Mærsk to finish off 5-yearly work on tension cylinders in moonpool. Waited on Mærsk Production to shut in well and inflow test HMVand DHSV. Drained lubricator and WL riser. Broke out lubricator and LD toolstring. Tested WL BOP to 20/345 bar for 5/10 min. LD lubricator. Installed double lift arrangement from TDS to WL BOP and riser.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2009-03-12T23:59:00+01:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Stand by for rigging down WL until scheduled shut-in.
dTimEnd: 2009-03-12T06:00:00+01:00
dTimStart: 2009-03-12T00:00:00+01:00
md: 11
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
comments: Stand by for rigging down WL until scheduled shut-in. Monitored lubricator and WL riser for pressure build up every 15 min.

Meanwhile 
- prepared skid list
- performed 5-yearly on choke manifold
- dismantled hydraulic hoses on tension cylinders
- cleaned wellhead and moonpool area.
- screened slops
dTimEnd: 2009-03-12T17:00:00+01:00
dTimStart: 2009-03-12T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
comments: Waiting on MDN. Unable to proceed with WL operation due to ongoing 5-yearly work on tension cylinders in moonpool.
dTimEnd: 2009-03-12T19:30:00+01:00
dTimStart: 2009-03-12T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: operation failed
comments: Waited on Mærsk Production to shut in well and inflow test HMV to 119-5 bar/10 min and DHSV to 119-5 bar/30 min. Had 0.7 bar drop/10 min on HMV and 0.3 bar drop/30 min on DHSV. Bled off pressure to 0 bar above DHSV. Isolated HMV. Confirmed valve status and handed over well to drilling at midnight.

Meanwhile cleaned in moonpool area and injected slop. Held tool box meeting for RD lubricator, LD toolstring and performe dual lift of WL riser. Sorted out problem with exhaust fumes on drillfloor.
dTimEnd: 2009-03-13T00:00:00+01:00
dTimStart: 2009-03-12T19:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: