Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-04T00:00:00+01:00 to 2008-01-05T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-05T00:00:00+01:00
dTimDiaHoleStart: 2008-01-03T16:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Wait on weather for performing repair on FWD PRS. Repair FWD PRS. Clean well and displace well to packer fluid. POOH with cleaning string.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 0
mdPlanned: -999.99
mdPlugTop: 3480
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 102
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Made up 10 3/4" scrapers and RIH with clean out string to 2290 m MD. Observed dropped object from FWD PRS, securing pins for vertical hose bundel had come loose and fallen off due to the strong winds. Waited on weather for performing repair on FWD PRS. Meanwhile performed housekeeping and maintenance.
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-04T10:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-05T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Picked up and made up clean out assy #3 comprising of 9 5/8" scraper, magnet, drift and x-over. Cleared rigfloor. Checked dies on PRS. Moved 2 ea damaged 5 1/2" drillpipe stands.
dTimEnd: 2008-01-04T01:00:00+01:00
dTimStart: 2008-01-04T00:00:00+01:00
md: 443
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH with clean out assemblies on 5" DP from 443 m to 893 m MD.
dTimEnd: 2008-01-04T02:30:00+01:00
dTimStart: 2008-01-04T01:00:00+01:00
md: 893
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed toolbox talk / handover meeting with new drilling crew.
dTimEnd: 2008-01-04T03:00:00+01:00
dTimStart: 2008-01-04T02:30:00+01:00
md: 893
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued to RIH with clean out assemblies on 5" DP from 893 m to 1800 m MD.
dTimEnd: 2008-01-04T06:00:00+01:00
dTimStart: 2008-01-04T03:00:00+01:00
md: 1800
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH with clean out assemblies from 1800 m to 1885 m MD. Picked up and made up clean out assy#4 comprising of 10 3/4" scraper, magnet and x-over to 5 1/2" DP.
dTimEnd: 2008-01-04T07:00:00+01:00
dTimStart: 2008-01-04T06:00:00+01:00
md: 1885
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH with clean out assemblies from 1885 m to 1930 m MD on 5 1/2" DP.
dTimEnd: 2008-01-04T07:30:00+01:00
dTimStart: 2008-01-04T07:00:00+01:00
md: 1930
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Checked tugger lines and FWD PRS due to high winds in the range of 50-60 knots.
dTimEnd: 2008-01-04T07:45:00+01:00
dTimStart: 2008-01-04T07:30:00+01:00
md: 1930
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued to RIH with clean out assemblies from 1930 m to 2290 m MD on 5 1/2" DP. Observed dropped object from FWD PRS vertical hose bundel. Halted operation for further investigation.
dTimEnd: 2008-01-04T09:15:00+01:00
dTimStart: 2008-01-04T07:45:00+01:00
md: 2290
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Investigated situation. Found 3 ea hose bundle securing pins dropped to rigfloor. Each pin approx 20 cm / 220 grammes. Halted operation as it was impossible to repair the damage due to high winds.
dTimEnd: 2008-01-04T09:45:00+01:00
dTimStart: 2008-01-04T09:15:00+01:00
md: 2290
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Waiting on improved weather conditions to perform repair on FWD PRS. Wind speed 60 knots.

Meanwhile :
-Performed general maintenance on aft IR
-Performed general housekeeping and cleaning in moonpool, rigfloor, shakers and pitroom
-Put protectors on pin end of 7" tubing laid out on deck

dTimEnd: 2008-01-05T00:00:00+01:00
dTimStart: 2008-01-04T09:45:00+01:00
md: 2290
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
Lithology and shows: