Daily Drilling Report
Well: NO 15/9-F-11 A
Report period: 2013-05-27T00:00:00+02:00 to 2013-05-28T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-05-28T00:00:00+02:00
dTimDiaHoleStart: 2013-05-24T14:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drill cement and kick off.
Drill 12 1/4" section.
hpht: 0
md: 2500
mdCsgLast: 2570.7
mdDiaHoleStart: 3762
mdPlanned: -999.99
mdStrengthForm: 2574
presTestType: formation integrity test
reportNo: 13
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Picked up 12 1/4" drilling BHA and RIH to TOC.
tightWell: 0
tvdCsgLast: 2442
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2013-05-27T05:30:00+02:00
density: 1.28
locationSample: Active pit
md: 2520
mudClass: oil based
presBopRating: 345
pv: 46
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 13.5
dTim: 2013-05-27T21:00:00+02:00
density: 1.28
locationSample: Active pit
md: 2520
mudClass: oil based
presBopRating: 345
pv: 39
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14.5
dTim: 2013-05-27T12:00:00+02:00
density: 1.28
locationSample: Active pit
md: 2520
mudClass: oil based
presBopRating: 345
pv: 42
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11.5
Pore pressure:
Survey stations:
Activities:
comments: Picked up 12 1/4" drilling BHA and RIH to 14,3 meter.
Observed hydraulic leak on TDS, stopped operation.
dTimEnd: 2013-05-27T00:30:00+02:00
dTimStart: 2013-05-27T00:00:00+02:00
md: 14.3
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Replaced faulty alignment cylinder on TDS.

Meanwhile:
Prepared to rig up handling equipment for pick up and rack casing.
Held pre-job meeting prior to pick up 12 1/4" BHA.
dTimEnd: 2013-05-27T09:30:00+02:00
dTimStart: 2013-05-27T00:30:00+02:00
md: 14.3
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Picked up 12 1/4" drilling BHA and RIH from 14,3 m MD to 32,3 m MD.
Baker plugged into ON TRACK. Unable to get contact between Co-pilot and ASS. 
Troubleshooted and replaced TSC box.
dTimEnd: 2013-05-27T13:00:00+02:00
dTimStart: 2013-05-27T09:30:00+02:00
md: 32.3
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH with 12 1/4" BHA on 6 5/8" HWDP from 32,2 m MD to 93 m m MD.
Removed masterbushings and installed PS-21 power slips.
dTimEnd: 2013-05-27T14:00:00+02:00
dTimStart: 2013-05-27T13:00:00+02:00
md: 93
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up and broke out connection between accelerator and HWDP, installed Totco ring.
Made up connection and continued to RIH with 12 1/4" BHA on 6 5/8" HWDP from 93 m MD to 207 m MD.
Observed leak on TDS, stopped operation.
dTimEnd: 2013-05-27T15:30:00+02:00
dTimStart: 2013-05-27T14:00:00+02:00
md: 207
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Discovered leak on TDS oil cooler, isolated hydraulic system and dismantled cooler.
dTimEnd: 2013-05-27T18:30:00+02:00
dTimStart: 2013-05-27T15:30:00+02:00
md: 207
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with 12 1/4" BHA on 5 1/2" DP from 207 m MD to 2494 m MD.
Filled pipe every 1000 meters.
Average tripping speed 508 meter/hour.
dTimEnd: 2013-05-27T23:00:00+02:00
dTimStart: 2013-05-27T18:30:00+02:00
md: 2494
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed choke drill.
Observed hydraulic oil leak on TDS, stopped operation.
dTimEnd: 2013-05-28T00:00:00+02:00
dTimStart: 2013-05-27T23:00:00+02:00
md: 2494
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
Lithology and shows: