Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2016-04-18T00:00:00+02:00 to 2016-04-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-04-19T00:00:00+02:00
dTimDiaHoleStart: 2016-04-14T19:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Move to F-5
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 5
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: R/D WL equipment
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to bleed off tubing pressure to 0 bar. Slow progress due to unable to use PWV for bleed off.
dTimEnd: 2016-04-18T02:45:00+02:00
dTimStart: 2016-04-18T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed HMV. Broke lubricator and L/D dummy BHA.
dTimEnd: 2016-04-18T03:00:00+02:00
dTimStart: 2016-04-18T02:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: L/D lubricator and GIH on catwalk using rig crane and top drive.
dTimEnd: 2016-04-18T03:35:00+02:00
dTimStart: 2016-04-18T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Connected lifting sub to middle riser section.
dTimEnd: 2016-04-18T04:00:00+02:00
dTimStart: 2016-04-18T03:35:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Disconnected lower riser from XMT. Lifted entire riser section and BOP from XMT up to moonpool area.
dTimEnd: 2016-04-18T04:15:00+02:00
dTimStart: 2016-04-18T04:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Installed top cap on XMT.
dTimEnd: 2016-04-18T04:20:00+02:00
dTimStart: 2016-04-18T04:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Tested KWV cap and top cap to 20/345 bar for 5/10 min.
dTimEnd: 2016-04-18T04:55:00+02:00
dTimStart: 2016-04-18T04:20:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Replaced WL hatch with permanent hatch. Handed well back to production.

-----------------     End of Operation   ---------------------
dTimEnd: 2016-04-18T06:00:00+02:00
dTimStart: 2016-04-18T04:55:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: