Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2010-09-18T00:00:00+02:00 to 2010-09-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2010-09-19T00:00:00+02:00
dTimDiaHoleStart: 2010-09-10T15:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install EVO plug. RD wireline equipment and hand well to Maersk production dep. Skid rig to F-12.

Expected status 06:00 tomorrow: Running PLT in well F-12.
hpht: 0
md: -999.99
mdCsgLast: 3695
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 9
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Waited on plug equipment from shore. Meanwhile produced well. Received plug equipment. Closed in well. Ran EVO plug on 3 1/8" tractor. Stopped into DHSV. Started to equalize DHSV by pumping MEG into well.
tightWell: 0
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited on plug equipment from shore. Meanwhile produced well. Held SJA meeting regarding RD wireline equipment and prepare for skidding.
dTimEnd: 2010-09-18T06:00:00+02:00
dTimStart: 2010-09-18T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on plug equipment from shore. Meanwhile produced well. Held pre-job meeting with involved personnel.
dTimEnd: 2010-09-18T15:30:00+02:00
dTimStart: 2010-09-18T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Received plug equipment from boat. Unloaded basket and checked DPU. Transferred plug to drill floor with rig crane (appr. 125 kg).
dTimEnd: 2010-09-18T19:00:00+02:00
dTimStart: 2010-09-18T15:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Closed in well. Meanwhile held prejob meeting with all personnel involved regarding RU BHA, install plug and RD WL equipment.
dTimEnd: 2010-09-18T20:00:00+02:00
dTimStart: 2010-09-18T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
comments: Took over controll of HMV and DHSV. Opened WL BOP. Installed BHA#2 into lubricator. Added 50 litres of Ramex into riser. Leak tested rig up. 20/170 bar for 5/10 min. Pumped totally 700 litres. Opened well. WHP = 97.5 bar.
dTimEnd: 2010-09-18T23:00:00+02:00
dTimStart: 2010-09-18T20:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RIH with BHA#2, EVO plug on tractor. Stopped into DHSV. Attempted several times to pass. Neg.
dTimEnd: 2010-09-18T23:30:00+02:00
dTimStart: 2010-09-18T23:00:00+02:00
md: 490
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Started to equalize DHSV by pumping MEG into well.
dTimEnd: 2010-09-19T00:00:00+02:00
dTimStart: 2010-09-18T23:30:00+02:00
md: 490
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: