Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2016-09-11T00:00:00+02:00 to 2016-09-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-12T00:00:00+02:00
dTimDiaHoleStart: 2016-07-30T04:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Retrieve RTTS packer from 142m
- Install EZSV plug at 892m
- Circulate 1,36sg brine
- Pump cement in annulus between 14" casing and 20" casing
- WOC
hpht: 0
md: -999.99
mdCsgLast: 140.5
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2456.5
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 17
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: - Skidded to well F-14
- N/U BOP
- Performed BOP connector test to 20/90bar for 5/10min.
tightWell: 0
tvdCsgLast: 140.5
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Prepared for skidding. Removed hatched in moonpool.
Meanwhile: Checked all skidding areas.
dTimEnd: 2016-09-11T14:15:00+02:00
dTimStart: 2016-09-11T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Performed TBT for skidding operation.
dTimEnd: 2016-09-11T14:30:00+02:00
dTimStart: 2016-09-11T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded rig from well F-5 to F-14.
dTimEnd: 2016-09-11T15:00:00+02:00
dTimStart: 2016-09-11T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Installed cantilever access stairs.
Performed post-skidding checks.
dTimEnd: 2016-09-11T15:30:00+02:00
dTimStart: 2016-09-11T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Removed hatch on F-5. Installed halfmoon hatch.
dTimEnd: 2016-09-11T16:30:00+02:00
dTimStart: 2016-09-11T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled master bushing and outer ring.
dTimEnd: 2016-09-11T16:45:00+02:00
dTimStart: 2016-09-11T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed HP riser. M/U connector between HP riser and WH.
Detached HP riser lifting equipment and pulled same to drill floor.
dTimEnd: 2016-09-11T17:30:00+02:00
dTimStart: 2016-09-11T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed master bushing and outer ring.
Meanwhile: Performed TBT with scaffolders
dTimEnd: 2016-09-11T18:00:00+02:00
dTimStart: 2016-09-11T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Built scaffolding around HP riser.
Meanwhile: Prepared diverter and slipjoint.
dTimEnd: 2016-09-11T19:00:00+02:00
dTimStart: 2016-09-11T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued building scaffolding around riser.
Meanwhile: Cleaned cement from inside of diverter
dTimEnd: 2016-09-11T20:30:00+02:00
dTimStart: 2016-09-11T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Moved BOP over well center
dTimEnd: 2016-09-11T21:30:00+02:00
dTimStart: 2016-09-11T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Checked cantilever alignment over well center.
Skidded rig 4" aft to align HP riser and BOP.
dTimEnd: 2016-09-11T22:15:00+02:00
dTimStart: 2016-09-11T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Landed BOP on riser.
dTimEnd: 2016-09-11T22:30:00+02:00
dTimStart: 2016-09-11T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U connector between BOP and HP riser.
Meanwhile: Aligned tension cylinders with BOP.
dTimEnd: 2016-09-11T23:30:00+02:00
dTimStart: 2016-09-11T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed tension cylinders
dTimEnd: 2016-09-12T00:00:00+02:00
dTimStart: 2016-09-11T23:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: