Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2012-09-11T00:00:00+02:00 to 2012-09-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2012-09-12T00:00:00+02:00
dTimDiaHoleStart: 2012-09-11T07:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Prepare wireline equipment for WL operation. Wait for access to well.

Expected status tomorrow at 06:00: Waiting for access to well.
hpht: 0
md: -999.99
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Received and spotted wireline equipment. Started to prepare equipment for wireline operation.
tightWell: 0
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Received WL equipment from boat.
dTimEnd: 2012-09-11T11:00:00+02:00
dTimStart: 2012-09-11T07:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Removed containers, tanks, equipment and prepared pipe deck area for spotting wireline equipment.
dTimEnd: 2012-09-11T13:00:00+02:00
dTimStart: 2012-09-11T11:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Started to spot WL equipment on pipe deck.
dTimEnd: 2012-09-11T17:00:00+02:00
dTimStart: 2012-09-11T13:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Leak tested BOP on stump. Started to prepare WL equipment.
dTimEnd: 2012-09-11T21:00:00+02:00
dTimStart: 2012-09-11T17:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held Mearsk Toolbox Talk together with Maersk personnel prior to build lubricator.
Held AWS check card meeting prior to thread the cable through GIH and toolcatcher.
dTimEnd: 2012-09-11T21:20:00+02:00
dTimStart: 2012-09-11T21:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lifted and spotted Smart skid in front of winch. Lifted toolcatcher and GIH to rig floor. Threaded the cable through GIH and tool catcher, prior to build cable head. Built lubricator with fork lift on main deck.
dTimEnd: 2012-09-12T00:00:00+02:00
dTimStart: 2012-09-11T21:20:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: