Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2016-08-31T00:00:00+02:00 to 2016-09-01T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-01T00:00:00+02:00
dTimDiaHoleStart: 2016-08-28T17:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - R/U WL
- Cut tubing at 2774 mMD
- Displace A-annulus to SW
- R/D WL
- Retrieve TH and L/D same
- Pull 570 m of tubing
- RIH with tubing on 5 1/2" drill pipe
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2949
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 4
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - N/D XT
- N/D XT spacer spool
- N/U BOP and diverter
- Performed connector test
- Retrieved BPV
- RIH with THRT
- Opened DHSV
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Removed chiksan hoses and control lines from WH/XT.
dTimEnd: 2016-08-31T00:45:00+02:00
dTimStart: 2016-08-31T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed hatches on F-5 and F-10. Removed beam between wells.
dTimEnd: 2016-08-31T02:15:00+02:00
dTimStart: 2016-08-31T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed elevator from bails. Installed lifting chains to TDS.
dTimEnd: 2016-08-31T02:45:00+02:00
dTimStart: 2016-08-31T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled master bushing and rotary ring. Installed handrail around rotary.
Meanwhile: Performed TBT for lifting XT.
dTimEnd: 2016-08-31T03:00:00+02:00
dTimStart: 2016-08-31T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered lifting equipment from rotary down to moonpool. Attached lifting equipment to XT.
dTimEnd: 2016-08-31T03:15:00+02:00
dTimStart: 2016-08-31T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed XT clamp
dTimEnd: 2016-08-31T03:30:00+02:00
dTimStart: 2016-08-31T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted XT into moonpool and landed on skid.
dTimEnd: 2016-08-31T04:45:00+02:00
dTimStart: 2016-08-31T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Secured XT on skid.
dTimEnd: 2016-08-31T05:00:00+02:00
dTimStart: 2016-08-31T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered tuggers down to WH deck. Attached spacer spool to lifting arrangement.
Lifted spacer spool from WH deck to drill floor. L/D spacer spool.

M/U BPV plug in TH. Observed dirt in the TH area.
dTimEnd: 2016-08-31T06:00:00+02:00
dTimStart: 2016-08-31T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed master bushing.
Confirmed no pressure in WH voids. Disconnected control lines on WH and blinded off ports.
Meanwhile: Installed mouse hole and L/O RT. P/U HP riser joint.
dTimEnd: 2016-08-31T07:00:00+02:00
dTimStart: 2016-08-31T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for installing communication collar.
Meanwhile: Measured distance RKB - WH 20,0 m.
dTimEnd: 2016-08-31T07:15:00+02:00
dTimStart: 2016-08-31T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed communication collar.
Meanwhile: Lifted XT from moonpool to main deck. Performed TBT for installing hatches.
dTimEnd: 2016-08-31T08:15:00+02:00
dTimStart: 2016-08-31T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed beam and hatch on F-10.
dTimEnd: 2016-08-31T09:45:00+02:00
dTimStart: 2016-08-31T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for running HP riser joint.
dTimEnd: 2016-08-31T10:00:00+02:00
dTimStart: 2016-08-31T09:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Ran HP riser joint and set down 2 ton.
M/U connector on WH.
dTimEnd: 2016-08-31T11:15:00+02:00
dTimStart: 2016-08-31T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed split hatch around riser joint.
dTimEnd: 2016-08-31T11:30:00+02:00
dTimStart: 2016-08-31T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Built scaffolding around riser joint.
Meanwhile: Prepared for running slick joint and diverter. Performed TBT for N/U BOP/Diverter.
dTimEnd: 2016-08-31T13:15:00+02:00
dTimStart: 2016-08-31T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Skidded BOP from test stump to well center. Landed BOP on NT-2 connector.
dTimEnd: 2016-08-31T14:15:00+02:00
dTimStart: 2016-08-31T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Built remaining scaffolding around riser joint.
dTimEnd: 2016-08-31T14:30:00+02:00
dTimStart: 2016-08-31T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed slick joint.
dTimEnd: 2016-08-31T15:00:00+02:00
dTimStart: 2016-08-31T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed tension cylinders. Starboard aft and fwd tension cylinders misaligned to the BOP.
Meanwhile: M/U BOP NT-2 connector to riser.
dTimEnd: 2016-08-31T18:00:00+02:00
dTimStart: 2016-08-31T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Load shifted weight from BOP carrier to tension system.
dTimEnd: 2016-08-31T18:15:00+02:00
dTimStart: 2016-08-31T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Ran diverter 0,1 m above slick joint.
Aligned slick joint/BOP to diverter using tension system and BOP carrier.
Landed diverter and disconnected lifting equipment.
M/U slick joint.
dTimEnd: 2016-08-31T19:00:00+02:00
dTimStart: 2016-08-31T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for working on the slick joint.
dTimEnd: 2016-08-31T19:15:00+02:00
dTimStart: 2016-08-31T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed master bushing. R/D diverter RT.
dTimEnd: 2016-08-31T19:45:00+02:00
dTimStart: 2016-08-31T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: N/U slick joint nuts.
N/U overshot.
Meanwhile: Prepared tubing handling equipment on drill floor. Liftet casing tong to drill floor. Prepared BPV RT BHA.
dTimEnd: 2016-08-31T21:00:00+02:00
dTimStart: 2016-08-31T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: De-isolated and pressured up BOP control system.
Meanwhile: R/U chiksan hoses on WH. Performed TBT for connector test.
dTimEnd: 2016-08-31T21:30:00+02:00
dTimStart: 2016-08-31T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lined up and filled BOP.
Performed BOP connector test to 20/345 bar for 5/10 min.
Meanwhile: Continued R/U of chiksan hoses on WH.
dTimEnd: 2016-08-31T22:30:00+02:00
dTimStart: 2016-08-31T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with BPV RT on 3 1/2" DP. Latched onto dart and POOH and L/D.
Meanwhile: Continued R/U of chiksan hoses on WH.
dTimEnd: 2016-08-31T23:00:00+02:00
dTimStart: 2016-08-31T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: RIH with stinger BHA. Pulled BPV plug. POOH and L/D tools.
Meanwhile: Continued R/U of chiksan hoses on WH.
dTimEnd: 2016-08-31T23:45:00+02:00
dTimStart: 2016-08-31T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Prepared and R/U casing tong.
dTimEnd: 2016-09-01T00:00:00+02:00
dTimStart: 2016-08-31T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: