Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-01-14T00:00:00+01:00 to 1993-01-15T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 74.1
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-01-15T00:00:00+01:00
dTimDiaHoleStart: 1992-12-18T12:00:00+01:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: RUN 9 5/8" CSG TO 3568 M
CIRC CSG AND DECREASE MW TO 1,55 SG
CMT CASING
SET AND TEST SEAL ASSY
POOH WITH RUNNING TOOL
WASH WH AND INSTALL WB
hpht: 0
md: 3580
mdCsgLast: 1481.7
mdDiaHoleStart: 1493
mdPlanned: -999.99
mdStrengthForm: 1482
reportNo: 76
ropCurrent: -999.99
strengthForm: 1.73
sum24Hr: RAN 9 5/8" CASING FROM 810 TO 1460 M
CIRCULATED BTMS UP
CONT RIH TO 2747 M
tightWell: 0
tvd: 2505.8
tvdStrengthForm: 1270
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-01-14T05:15:00+01:00
density: 1.6
locationSample: Flowline
md: 3580
mudClass: oil based
presBopRating: -999.99
pv: 50
type: PETROFREE
visFunnel: 122
yp: 12
dTim: 1993-01-14T16:25:00+01:00
density: 1.6
locationSample: Flowline
md: -999.99
mudClass: oil based
presBopRating: -999.99
pv: 49
type: PETROFREE
visFunnel: 270
yp: 16
Pore pressure:
Survey stations:
Activities:
comments: CONTINUED RUNNING 9 5/8" CASING FROM 76 TO 810 M. RECORDED UP AND DOWN WT.
dTimEnd: 1993-01-14T06:00:00+01:00
dTimStart: 1993-01-14T00:00:00+01:00
md: 810
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: CONT RUNNING 9 5/8"CASING FROM 810 TO 980 M.
dTimEnd: 1993-01-14T08:00:00+01:00
dTimStart: 1993-01-14T06:00:00+01:00
md: 980
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: REPAIRED GANTRY CRANE
dTimEnd: 1993-01-14T08:30:00+01:00
dTimStart: 1993-01-14T08:00:00+01:00
md: 980
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: CONT RUNNING CASING FROM 980 TO 1460 M.
dTimEnd: 1993-01-14T12:00:00+01:00
dTimStart: 1993-01-14T08:30:00+01:00
md: 1460
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: INSTALLED TAM PKR, CIRC HOLE SLOWLY AT 80 LPM INCRASING TO 275 LPM. RECORDED LOSS. CHECKED SURFACE PITS FOR LEAKS. MONITORED WELL ON TRIP TANK, WELL STATIC, NO LOSS TO FORMATION DURING CIRCULATION.
dTimEnd: 1993-01-14T14:00:00+01:00
dTimStart: 1993-01-14T12:00:00+01:00
md: 1460
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: PROBLEMS TO RESET TAM PACKER
dTimEnd: 1993-01-14T14:30:00+01:00
dTimStart: 1993-01-14T14:00:00+01:00
md: 1460
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: INSTALLED TAM-PKR. INCREASED PUMP RATE IN STEPS OF 80 LPM TO 598 LPM. HAD FULL RETURNS, CIRC BOTTOMS UP
dTimEnd: 1993-01-14T17:00:00+01:00
dTimStart: 1993-01-14T14:30:00+01:00
md: 1460
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: INSTALLED 500 MT ELEVAT0R AND SPIDER
dTimEnd: 1993-01-14T18:00:00+01:00
dTimStart: 1993-01-14T17:00:00+01:00
md: 1460
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: CONT RUNNING CASING FROM 1460 TO 2210 M
dTimEnd: 1993-01-15T00:00:00+01:00
dTimStart: 1993-01-14T18:00:00+01:00
md: 2210
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: