Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-19T00:00:00+01:00 to 2014-03-20T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-20T00:00:00+01:00
dTimDiaHoleStart: 2014-03-18T16:15:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pump wash pills and displace well to 1,03 SG NaCl brine.
Clean surface system. Leaktest well to 345 bar.
POOH with Scraper assy and L/D DP.

hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 27
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RIH with 7" Scraper assy to 1090 m. P/U 9 5/8" assemblies and continued RIH on 5 1/2" DP. 
Scraped Safe Lock plug setting area. Continued RIH. Pressure tested Liner Packer.
Continued RIH. P/U 2 ea 10 3/4" assemblies and continued RIH. Scraped packer setting area and tagged TOL at 2927 m. Polished PBR.
Opened MFCTC and circulated 3 x btm up. Closed MFCTC. Sat and tested Well Commisoner packer. Released element.
Pumped 26,8 m3 Baseoil giving 100 bar backpressure.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-19T22:00:00+01:00
density: 1.34
locationSample: Active pit
md: 4094
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
dTim: 2014-03-19T10:00:00+01:00
density: 1.34
locationSample: Active pit
md: 4094
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
Pore pressure:
Survey stations:
Activities:
comments: P/U singles while RIH w/ 7" clean-out BHA on 3 1/2" DP from 681 m to 1090 m. Avg. 21,5 joints/hr.
dTimEnd: 2014-03-19T02:00:00+01:00
dTimStart: 2014-03-19T00:00:00+01:00
md: 1090
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed to 5 1/2" handling equipment.
dTimEnd: 2014-03-19T02:15:00+01:00
dTimStart: 2014-03-19T02:00:00+01:00
md: 1090
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: P/U and M/U clean-up assemblies #5 (tie back mill, well commisioner, magnet, drift), #6 (MFCT-HD, well patroler) and #7 (magnets). Surface tested tools as per MI Swaco SPS instructions.
dTimEnd: 2014-03-19T03:00:00+01:00
dTimStart: 2014-03-19T02:15:00+01:00
md: 1124
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH w/ 7" x 9 5/8" clean-out BHA on 5 1/2" DP from 1124 m to 1716 m. Avg. tripping speed 592 m/hr.
dTimEnd: 2014-03-19T04:00:00+01:00
dTimStart: 2014-03-19T03:00:00+01:00
md: 1716
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Scraped SafeLock plug setting area by reciprocating in interval from 624 to 647 m, rotating string with 40 RPM / 2 - 4 kNm and pumping w/ 1000 l/min/ 115 bar.
dTimEnd: 2014-03-19T04:45:00+01:00
dTimStart: 2014-03-19T04:00:00+01:00
md: 1716
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH w/ 7" x 9 5/8" clean-out BHA  on 5 1/2" DP to 2529 m.
Filled string. Restricted speed.
dTimEnd: 2014-03-19T06:00:00+01:00
dTimStart: 2014-03-19T04:45:00+01:00
md: 2529
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Broke circulation with 600 LPM/52 bar.
dTimEnd: 2014-03-19T06:15:00+01:00
dTimStart: 2014-03-19T06:00:00+01:00
md: 2529
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Closed UPR.
Pressure tested Liner Packer to 20/300 bar for 5/10 min.
Pumped 2600 ltr. Bled back 2570 ltr.
dTimEnd: 2014-03-19T07:00:00+01:00
dTimStart: 2014-03-19T06:15:00+01:00
md: 2529
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Opened UPR and dis connected TDS.
dTimEnd: 2014-03-19T07:15:00+01:00
dTimStart: 2014-03-19T07:00:00+01:00
md: 2529
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued to RIH w/ 7" x 9 5/8" clean-out BHA  on 5 1/2" DP from 2529 to 2914 m.
Restricted speed: 1 min/stand.
dTimEnd: 2014-03-19T08:00:00+01:00
dTimStart: 2014-03-19T07:15:00+01:00
md: 2914
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: M/U TDS, pulled pipe in tension and filled pipe.
dTimEnd: 2014-03-19T08:15:00+01:00
dTimStart: 2014-03-19T08:00:00+01:00
md: 2914
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Stopped pumping and recorded up/down weights: 147/125 T.
Rotational weight at 20 RPM: 135 T / 7-8 kNm.
Started pumps with 500 LPM/39 bar: Up/down weights: 140/131 T.
dTimEnd: 2014-03-19T08:30:00+01:00
dTimStart: 2014-03-19T08:15:00+01:00
md: 2914
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH through Liner PBR at 2927 m with 29 RPM / 7-9 kNm. Pumped with 500 LPM/39 bar. No obstruction observed.
Stopped rotation and flow.
Continued RIH with scraper assy on 5 172" DP from 2914 to 3411 m.
dTimEnd: 2014-03-19T09:45:00+01:00
dTimStart: 2014-03-19T08:30:00+01:00
md: 3411
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Toolbox talk prior to P/u assy #8 and #9.
dTimEnd: 2014-03-19T10:00:00+01:00
dTimStart: 2014-03-19T09:45:00+01:00
md: 3411
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: P/U and M/U assy #8 (10 3/4" Scraper/drift) and #9 (Wellpatroller)
dTimEnd: 2014-03-19T10:45:00+01:00
dTimStart: 2014-03-19T10:00:00+01:00
md: 3420
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH w/ 7" x 9 5/8" x 10 3/4" clean-out BHA  on 5 1/2" DP from 3420 to 3965 m.
Restricted speed: 1,5 min/stand.
dTimEnd: 2014-03-19T12:15:00+01:00
dTimStart: 2014-03-19T10:45:00+01:00
md: 3965
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: M/U TDS and filled pipe. Established 1000 LPM/145-155 bar and 50 RPM/8-13 kNm.
dTimEnd: 2014-03-19T12:30:00+01:00
dTimStart: 2014-03-19T12:15:00+01:00
md: 3965
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Scraped area at 2897 m +/- 15 m (3980 to 4012 m bit depth) with 1000 LPM/145-155 bar and 50 RPM/8-13 kNm.
dTimEnd: 2014-03-19T13:45:00+01:00
dTimStart: 2014-03-19T12:30:00+01:00
md: 4012
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Washed/reamed down from 4012 to 4025 m and tagged TOL with 2 T.
TOL tagged at 2927 m.
dTimEnd: 2014-03-19T14:15:00+01:00
dTimStart: 2014-03-19T13:45:00+01:00
md: 4025
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up 5 m and ran back to 4025 and polished PBR.
dTimEnd: 2014-03-19T14:30:00+01:00
dTimStart: 2014-03-19T14:15:00+01:00
md: 4025
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up to 4019 m and circulated and conditioned mud with 1495 LPM/270 bar and 90 RPM/11-14 kNm.
dTimEnd: 2014-03-19T15:30:00+01:00
dTimStart: 2014-03-19T14:30:00+01:00
md: 4019
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Sheared MFCT with 25 T down weight and observed seal ring sheared at 15 T.
dTimEnd: 2014-03-19T15:45:00+01:00
dTimStart: 2014-03-19T15:30:00+01:00
md: 4025
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Confirmed MFCT open with 500 LPM/15 bar.
Staged up pumps and circulated 3 x btms up with 3770 LPM/270 bar.
dTimEnd: 2014-03-19T17:45:00+01:00
dTimStart: 2014-03-19T15:45:00+01:00
md: 4025
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Cycled MFCT to closed position.
Sat packer on Well Commisoner with 15 T.
dTimEnd: 2014-03-19T18:00:00+01:00
dTimStart: 2014-03-19T17:45:00+01:00
md: 4025
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pressure tested Well Commisoner element to 70 bar for 10 min.
dTimEnd: 2014-03-19T18:45:00+01:00
dTimStart: 2014-03-19T18:00:00+01:00
md: 4025
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued circulation while preparing for wash train and displacement.
dTimEnd: 2014-03-19T21:45:00+01:00
dTimStart: 2014-03-19T18:45:00+01:00
md: 4025
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Flushed MP 2 and 3 and lines with Baseoil.
dTimEnd: 2014-03-19T22:00:00+01:00
dTimStart: 2014-03-19T21:45:00+01:00
md: 4025
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pumped 0,84 SG Baseoil with 500 LPM.
Initial pumping pressure 44 bar. FCP 100 bar SPP.
Pumped 26,8 m3 / 1238 strokes of 0,84 SG Baseoil.
dTimEnd: 2014-03-19T23:45:00+01:00
dTimStart: 2014-03-19T22:00:00+01:00
md: 4025
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Monitored pressure for thermal effect.
dTimEnd: 2014-03-20T00:00:00+01:00
dTimStart: 2014-03-19T23:45:00+01:00
md: 4025
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: