Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2009-07-11T00:00:00+02:00 to 2009-07-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
daysBehind: 2.8
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-07-12T00:00:00+02:00
dTimDiaHoleStart: 2009-07-11T20:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue making up ESP assemblies. Run in hole with ESP on 7 5/8" tubing. Install tubing hanger. Run in hole and land tubing hanger in wellhead. 


Operation target tomorrow at 06:00 hrs: Landing tubing hanger. 
hpht: 0
md: 1206
mdCsgLast: 1201
mdDiaHoleStart: 1206
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 9
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Pumped/bull-headed 30 M3 of 1.03 sg NaCl brine. Pulled lower cup into blank pipe and pumped/bull-headed 20 M3 of 1.03 sg NaCl packer fluid. Pulled above screen hanger and filled annulus with 1.03 sg packer fluid. Observed that loss rate decreased from 2 M3/min to 40 l/min. Ran in hole and re-swabbed the well. Pulled above screen hanger and observed losses; 1.2 M3/min. Pulled out of hole from 930 m to 270 m. Welded on new eye for safety chain on elevator insert. Trouble shot on PRS and fingerboard. Pulled out of hole and LO swab cup assemblies. Pulled wear bushing. Washed wellhead area. Made up and racked back tubing hanger assembly. RU and spot ESP equipment. Made up ESP assemblies and connected cable.     
tightWell: 0
tvd: 1013
tvdCsgLast: 1012
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
dTim: 2009-07-11T22:00:00+02:00
density: 103
locationSample: Reserve pit
md: 1206
mudClass: other
presBopRating: 0
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Changed out broken bolts in gearbox on dead mans anchor.
dTimEnd: 2009-07-11T02:30:00+02:00
dTimStart: 2009-07-11T00:00:00+02:00
md: 1170
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Continued cut and slip operation. Found lock pin on dead mans anchor to be broken.
dTimEnd: 2009-07-11T03:15:00+02:00
dTimStart: 2009-07-11T02:30:00+02:00
md: 1170
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Repaired lock pin on dead mans anchor.
dTimEnd: 2009-07-11T05:00:00+02:00
dTimStart: 2009-07-11T03:15:00+02:00
md: 1170
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Reset and tested anti collision system.
dTimEnd: 2009-07-11T05:15:00+02:00
dTimStart: 2009-07-11T05:00:00+02:00
md: 1170
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: BO side entry sub and Kelly cock.  Installed double DP. Placed upper cup into the blank pipe.
dTimEnd: 2009-07-11T06:00:00+02:00
dTimStart: 2009-07-11T05:15:00+02:00
md: 1153
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pumped/bull-headed 30 M3 of 1.03 sg NaCl brine. 400 lpm, 4 bar. Increased flow rate to 1490 lpm, 28 bars after 15 M3 pumped.
dTimEnd: 2009-07-11T07:00:00+02:00
dTimStart: 2009-07-11T06:00:00+02:00
md: 1153
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Located lower swab cup inside the blank pipe and pumped/bull-headed 20 M3 of 1.03 sg NaCl packer fluid. 1500 lpm, 22 bar.
dTimEnd: 2009-07-11T08:00:00+02:00
dTimStart: 2009-07-11T07:00:00+02:00
md: 985
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled out of hole from 985 m to 930 m. (Bull nose above the screen hanger).
dTimEnd: 2009-07-11T08:15:00+02:00
dTimStart: 2009-07-11T08:00:00+02:00
md: 930
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Mixed 90 M3 of 1.03 sg packer fluid. Not done earlier due to pit capacity.
dTimEnd: 2009-07-11T10:00:00+02:00
dTimStart: 2009-07-11T08:15:00+02:00
md: 930
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Filled annulus with 85 M3 1.03 sg packer fluid. Loss rate decreased from 2 M3/min to 40 l/min after having displaced in 85 M3 of completion fluid.
dTimEnd: 2009-07-11T11:00:00+02:00
dTimStart: 2009-07-11T10:00:00+02:00
md: 930
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Discussed further operation, could not find any surface reason causing the sudden decrease in loss rate. Decided to re-swab the well.
dTimEnd: 2009-07-11T11:30:00+02:00
dTimStart: 2009-07-11T11:00:00+02:00
md: 930
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Ran in hole from 930 m to 995 m. Filled pipe and observed communication to trip tank, indicating flow past upper cup in blank pipe.
dTimEnd: 2009-07-11T12:15:00+02:00
dTimStart: 2009-07-11T11:30:00+02:00
md: 995
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Swabbed the well 10 times with 30 m strokes (991-961 m) 30 m/min. Pulled out of hole to 930 m. (Bull nose above the screen hanger). Loss rate 1.2 M3/min. Stopped filling the hole from trip tank and let fluid level in annulus drop to equilibrium.
dTimEnd: 2009-07-11T12:45:00+02:00
dTimStart: 2009-07-11T12:15:00+02:00
md: 930
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled out of hole from 930 m to 270 m. Filled hole with 2 M3/10 stand pulled.
dTimEnd: 2009-07-11T13:45:00+02:00
dTimStart: 2009-07-11T12:45:00+02:00
md: 270
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed inserts in hydraulic power slips. Discovered that eye for safety wire on elevator inserts was damaged.
dTimEnd: 2009-07-11T14:00:00+02:00
dTimStart: 2009-07-11T13:45:00+02:00
md: 270
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Welded on new eye for safety wire on elevator insert. Meanwhile greased dolly.
dTimEnd: 2009-07-11T15:30:00+02:00
dTimStart: 2009-07-11T14:00:00+02:00
md: 270
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Was not able to rack back 3 1/5" DP in fingerboard. Initialized system-OK.
dTimEnd: 2009-07-11T16:30:00+02:00
dTimStart: 2009-07-11T15:30:00+02:00
md: 270
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Continued pulling out of hole and lay out swab cup assemblies from 270 m to surface.
dTimEnd: 2009-07-11T17:45:00+02:00
dTimStart: 2009-07-11T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Cleaned and tidied rig floor. Changed inserts in elevator.
dTimEnd: 2009-07-11T18:00:00+02:00
dTimStart: 2009-07-11T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Made up wear bushing running tool. Removed master bushing.
dTimEnd: 2009-07-11T18:15:00+02:00
dTimStart: 2009-07-11T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran in hole. Engaged to wear bushing. Pulled out of hole with wear bushing. LO wear bushing and wear bushing running tool.
dTimEnd: 2009-07-11T19:15:00+02:00
dTimStart: 2009-07-11T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up riser/wellhead wash tool. Ran in hole and washed wellhead area with 1500 lpm, 5 bars. Past wellhead area 3 times. Pulled out and BO wellhead wash tool.
dTimEnd: 2009-07-11T20:15:00+02:00
dTimStart: 2009-07-11T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Made up and racked back tubing hanger assembly.
dTimEnd: 2009-07-11T21:30:00+02:00
dTimStart: 2009-07-11T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held pre job meeting prior to RU for running ESP. Rigged up and spot equipment.
dTimEnd: 2009-07-12T00:00:00+02:00
dTimStart: 2009-07-11T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: