Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-24T00:00:00+02:00 to 2013-06-25T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-06-25T00:00:00+02:00
dTimDiaHoleStart: 2013-06-21T21:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run production riser.
Land and lock the tieback connector.
Install centralizers, boat collision tool, tensioner ring assembly and tension sylinders.

hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 28
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Pulled high pressure drilling riser and laid out to cantilever.
Ran production riser.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-06-24T18:00:00+02:00
density: 1.03
locationSample: Flowline
md: 4770
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
dTim: 2013-06-24T15:00:00+02:00
density: 1.32
locationSample: Reserve pit
md: 4770
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14
Pore pressure:
Survey stations:
Activities:
comments: Installed lifting nubbing on riser joint #7 and laid out to cantilever with crane.
dTimEnd: 2013-06-24T01:30:00+02:00
dTimStart: 2013-06-24T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up lower riser pup #8 and set in spider. Disconnected flange. Installed lifting nubbing and laid out to cantilever with crane.
dTimEnd: 2013-06-24T04:00:00+02:00
dTimStart: 2013-06-24T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and laid out stressjoint and TBC (#9) to cantilever.

Meanwhile: Installed guide funnel on wellhead.
dTimEnd: 2013-06-24T05:30:00+02:00
dTimStart: 2013-06-24T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed production tension contact ring on F-11 slot. Lowered annulus valves through rotary to wellhead.
dTimEnd: 2013-06-24T06:00:00+02:00
dTimStart: 2013-06-24T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up to run production riser.
dTimEnd: 2013-06-24T08:30:00+02:00
dTimStart: 2013-06-24T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to start run production riser.
dTimEnd: 2013-06-24T08:45:00+02:00
dTimStart: 2013-06-24T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up tieback connector and stessjoint and set in rotary. Picked up and made up lower riser pup.
dTimEnd: 2013-06-24T12:15:00+02:00
dTimStart: 2013-06-24T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered production riser through rotary to test connector. Functioned tieback connector by fully stroking out. Full stroke too long, broke ROV panel.
dTimEnd: 2013-06-24T12:45:00+02:00
dTimStart: 2013-06-24T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled out with tiaback connector and riser stressjoint and set in rotary. Disconnected lower riser pup and laid out to cantilever. Laid out primary riser stressjoint to cantilever.
dTimEnd: 2013-06-24T15:15:00+02:00
dTimStart: 2013-06-24T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Picked up backup riser stressjoint to rotary and made up to lower riser pup.
dTimEnd: 2013-06-24T18:00:00+02:00
dTimStart: 2013-06-24T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Tested backup tieback connector.
dTimEnd: 2013-06-24T19:00:00+02:00
dTimStart: 2013-06-24T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting with new crew.
dTimEnd: 2013-06-24T19:15:00+02:00
dTimStart: 2013-06-24T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Shimmed TBC ring. Lowered riser and landed off in riser spider.
dTimEnd: 2013-06-24T19:45:00+02:00
dTimStart: 2013-06-24T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up riser single #1 and positioned and landed off joint. Inspected seal surface and installed IX-14 ring. Made up flange connection with bolt tensioner. Pressure tested flange connection to 3000 psi through test port - ok.
dTimEnd: 2013-06-24T22:45:00+02:00
dTimStart: 2013-06-24T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and installed flange protection fairings.
dTimEnd: 2013-06-24T23:00:00+02:00
dTimStart: 2013-06-24T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered riser and set in riser spider. Attached guide wires to clamp.
dTimEnd: 2013-06-24T23:45:00+02:00
dTimStart: 2013-06-24T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran guide wires to seabed and attached to wellhead template wiht ROV.

Meanwhle: Installed lifting nubbing to riser single #2.
dTimEnd: 2013-06-25T00:00:00+02:00
dTimStart: 2013-06-24T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: