Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-05-25T00:00:00+02:00 to 2008-05-26T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-05-26T00:00:00+02:00
dTimDiaHoleStart: 2008-05-22T05:15:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 10 3/4" csg from 1763 m to 2640 m. Change to 5 1/2" handling equipment. MU PADRT and landing string. MU cement head. Land 10 3/4" x 9 5/8" csg. Circulate well and pumpe and displace cement.
hpht: 0
md: 2788
mdCsgLast: 2275.4
mdDiaHoleStart: 2284
mdPlanned: -999.99
mdStrengthForm: 2284
presTestType: leak off test
reportNo: 40
ropCurrent: -999.99
strengthForm: 1.74
sum24Hr: RIH with 9 5/8" csg from 339 m  to 1170 m. RU 10 3/4" csg handling equipment and FAC tool. Installed 9 5/8" x 10 3/4" XO. RIH with 10 3/4" csg from 1188 m to 1763 m.
tightWell: 0
tvd: 2728.4
tvdCsgLast: 2274.1
tvdStrengthForm: 2281
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-05-25T11:00:00+02:00
density: 1.3
locationSample: Active pit
md: 2788
mudClass: oil based
presBopRating: 690
pv: 24
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10
dTim: 2008-05-25T21:00:00+02:00
density: 1.3
locationSample: Active pit
md: 2788
mudClass: oil based
presBopRating: 690
pv: 24
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 9
Pore pressure:
dTim: 2008-05-26T00:00:00+02:00
equivalentMudWeight: 1.03
md: 2788
readingKind: estimated
Survey stations:
Activities:
comments: PU and MU intermediate- and float collar joint. Threads locked connections and checked integrity of shoe and float when RIH.
dTimEnd: 2008-05-25T01:00:00+02:00
dTimStart: 2008-05-25T00:00:00+02:00
md: 38
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" XO from Vam Top to Vam Top HC. Adjusted roller guides on csg tong.
dTimEnd: 2008-05-25T01:30:00+02:00
dTimStart: 2008-05-25T01:00:00+02:00
md: 49
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" Vam Top HC csg w/centr from 49 m to 272 m. Filled csg using top drive every joint. Tripping speed was 6-8 joints/hr. Had hydraulic oil leak on iron roughneck.
dTimEnd: 2008-05-25T05:00:00+02:00
dTimStart: 2008-05-25T01:30:00+02:00
md: 272
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Repaired bursted fitting on iron roughneck.
dTimEnd: 2008-05-25T05:15:00+02:00
dTimStart: 2008-05-25T05:00:00+02:00
md: 272
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with 9 5/8" Vam Top HC csg w/centr from 272 m to 339 m. Filled csg using top drive every joint. Tripping speed was 9 joints/hr.
dTimEnd: 2008-05-25T06:00:00+02:00
dTimStart: 2008-05-25T05:15:00+02:00
md: 339
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" Vam Top HC csg w/centr from 339 m to 490 m. Filled csg using top drive every joint. Tripping speed was 4-7 joints/hr. Coupling leaking on Odfjell casing tong.
dTimEnd: 2008-05-25T09:00:00+02:00
dTimStart: 2008-05-25T06:00:00+02:00
md: 490
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed leaking coupling on Odfjell csg tong.
dTimEnd: 2008-05-25T09:30:00+02:00
dTimStart: 2008-05-25T09:00:00+02:00
md: 490
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: LO jnt #358 due to damaged box.
dTimEnd: 2008-05-25T10:00:00+02:00
dTimStart: 2008-05-25T09:30:00+02:00
md: 490
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" Vam Top HC csg from 490 m to 1170 m. Crossed over from Vam Top HC to Vam Top at 753.6 m. Filled csg using top drive every joint. Tripping speed was 6-11 joints/hr.
dTimEnd: 2008-05-25T19:30:00+02:00
dTimStart: 2008-05-25T10:00:00+02:00
md: 1170
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held pre-job meeting. Changed to 10 3/4" handling equipment and RU casing circulation tool (FAC). Experienced problems with Odfjell spider elevator.
dTimEnd: 2008-05-25T21:00:00+02:00
dTimStart: 2008-05-25T19:30:00+02:00
md: 1170
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Sorted out problem with Odfjell spider elevator.
dTimEnd: 2008-05-25T21:30:00+02:00
dTimStart: 2008-05-25T21:00:00+02:00
md: 1170
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: PU and installed XO 9 5/8" x 10 3/4". Changed out PS21 slips with PS30 slips. Problems with PDM camera.
dTimEnd: 2008-05-25T22:15:00+02:00
dTimStart: 2008-05-25T21:30:00+02:00
md: 1188
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Repaired camera on PDM and re-sat HMI software to be able to see picture on the screen.
dTimEnd: 2008-05-25T22:45:00+02:00
dTimStart: 2008-05-25T22:15:00+02:00
md: 1188
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with 10 3/4" csg from 1188 m to 1218 m.  Filled csg using FAC tool every joint. Tripping speed was 4 jnts/hr.
dTimEnd: 2008-05-26T00:00:00+02:00
dTimStart: 2008-05-25T22:45:00+02:00
md: 1218
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: