Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-03-19T00:00:00+01:00 to 1993-03-20T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 120.9
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-03-20T00:00:00+01:00
dTimDiaHoleStart: 1993-03-15T10:30:00+01:00
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *PICK UP 3 1/2" DP, PBR DRESSOFF MILL AND 9 5/8" CSG SCRAPER.
*RIH WITH SAME AND DRESS LINER PBR.
*POOH.
hpht: 0
md: 4641
mdCsgLast: 4640
mdDiaHoleStart: 3581
mdPlanned: -999.99
mdPlugTop: 4604
reportNo: 124
ropCurrent: -999.99
sum24Hr: *LAID DOWN HANGER RUNNING TOOL.
*MADE UP NEW BHA AND RIH TO 2870M.
*WASHED/REAMED FROM 2870M TO TOP PBR AT 3206M.
*CIRC BTM'S UP.
*POOH AND LAID DOWN 49 JOINTS 5" DP.
*TESTED LINER LAP TO 70 BAR/10 MIN.
*MADE UP 6" BHA, AND PICKED UP 3 1/2" DP WHILE RIH.
tightWell: 0
tvd: 3129.7
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-03-19T21:00:00+01:00
density: 1.41
locationSample: Active pit
md: 1837
mudClass: oil based
presBopRating: -999.99
pv: 48
type: PETROFREE
visFunnel: 119
yp: 11
Pore pressure:
Survey stations:
Activities:
comments: POOH WITH LINER RUNNING TOOL FROM 1470M TO SURFACE. LAID DOWN 78 JOINTS OF 5" DP WHILE POOH.
dTimEnd: 1993-03-19T06:00:00+01:00
dTimStart: 1993-03-19T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: LAID DOWN NODECO HANGER RUNNING TOOL AND CEMENT STAND.
dTimEnd: 1993-03-19T07:30:00+01:00
dTimStart: 1993-03-19T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: MADE UP 8 1/2" BIT AND SCRAPER AND RIH TO 2870.
dTimEnd: 1993-03-19T15:00:00+01:00
dTimStart: 1993-03-19T07:30:00+01:00
md: 2870
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: WASHED AND REAMED FROM 2870M TO TOP OF PBR AT 3206M, NO HARD CEMENT.
dTimEnd: 1993-03-19T17:30:00+01:00
dTimStart: 1993-03-19T15:00:00+01:00
md: 3206
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: CIRCULATE BOTTOMS UP, NO TRACES OF CEMENT.
dTimEnd: 1993-03-19T19:30:00+01:00
dTimStart: 1993-03-19T17:30:00+01:00
md: 3206
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: SLUGGED PIPE AND POOH FROM 3206M TO 827M. LAID DOWN 14 JOINTS OF 5" DP WHILE POOH.
dTimEnd: 1993-03-20T00:00:00+01:00
dTimStart: 1993-03-19T19:30:00+01:00
md: 827
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: