Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1992-11-21T00:00:00+01:00 to 1992-11-22T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-18T00:00:00+02:00
dateDrillComplete: 1992-12-18
daysBehind: 20.1
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1992-11-22T00:00:00+01:00
dTimDiaHoleStart: 1992-11-18T07:00:00+01:00
diaHole: 26
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *DRILL FLOAT/SHOE CEMENT.  DISPLACE TO 1,20 KCL MUD. DRILL 5M NEW
 FORMATION.  LEAK-OFF TEST.
*DRILL/SURVEY 17 1/2" HOLE TO SECTION TD.
hpht: 0
md: -999.99
mdCsgLast: 531
mdDiaHoleStart: 545
mdKickoff: 562
mdPlanned: -999.99
reportNo: 22
ropCurrent: -999.99
sum24Hr: None
tightWell: 0
waterDepth: 84
wellheadElevation: 103.3
Drilling fluid:
dTim: 1992-11-21T22:00:00+01:00
density: 1.2
locationSample: Active pit
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: 27
type: KCL/PAC/PHPA
visFunnel: 105
yp: 15
Pore pressure:
Survey stations:
Activities:
comments: TESTED K/C LINES TO 345 BAR/10 MINS.
dTimEnd: 1992-11-21T00:30:00+01:00
dTimStart: 1992-11-21T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: CONT. RUNNING BOP/RISER. PRESSURE TESTED K/C LINES TO 30/345 BAR, 5/10 MINS. MU SLIP JOINT AND HANDLING JOINT.  MU GOOSE NECK FROM KILL LINE TO RISER.  DE-BALLASTED RIG 2M.
dTimEnd: 1992-11-21T06:00:00+01:00
dTimStart: 1992-11-21T00:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: CONT. INSTALLATION OF KILL/CHOKE LINES, RISER TENSIONERS AND SADDLE FOR POD HOSES.  PRESSURE TESTED KILL/CHOKE LINES TO 35/345 BAR, 5/10 MINUTES.
dTimEnd: 1992-11-21T10:00:00+01:00
dTimStart: 1992-11-21T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POSITIONED RIG OVER WELL
dTimEnd: 1992-11-21T11:00:00+01:00
dTimStart: 1992-11-21T10:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- position
state: ok
stateDetailActivity: success
comments: BALLASTED RIG TO DRILLING DRAFT
dTimEnd: 1992-11-21T12:00:00+01:00
dTimStart: 1992-11-21T11:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- transit
state: ok
stateDetailActivity: success
comments: LANDED BOP.  OVERPULL TESTED WITH 25 TONS. CLOSED SHEAR RAM WITH ACOUSTIC SYSTEM AND PRESSURE TESTED 20" CASING AND SHEAR RAM TO 75 BAR/15 MINUTES. LAID DOWN LANDING JOINT.  INSTALLED DIVERTER.  RIGGED DOWN RISER HANDLING EQUIPMENT.
dTimEnd: 1992-11-21T17:00:00+01:00
dTimStart: 1992-11-21T12:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIGGED UP PIPE HANDLING EQUIPMENT.  MADE UP SPRING LOADED TOOL AND RAN IN HOLE. PRESSURE TESTED WELLHEAD CONNECTOR TO 20/345 BAR, 5/10 MINUTES.  PULLED TOOL.
dTimEnd: 1992-11-21T21:00:00+01:00
dTimStart: 1992-11-21T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: MADE UP SPRING LOADED TOOL TO 18 3/4" NOMINAL BORE PROTECTOR AND RAN IN HOLE.  FUNCTION TESTED BOP ON BLUE POD FROM DRILLERS PANEL. RETRIEVED SPRING LOADED TOOL.
dTimEnd: 1992-11-21T22:30:00+01:00
dTimStart: 1992-11-21T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: INSTALLED SPIDER AND DIVERTER RUNNING TOOL.  PICKED UP DIVERTER AND CHANGED OUT O-RINGS ON CONNECTION BETWEEN THE DIVERTER AND THE SLIP- JOINT INNER BARREL.  RE-INSTALLED DIVERTER, OK.
dTimEnd: 1992-11-22T00:00:00+01:00
dTimStart: 1992-11-21T22:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: fail
stateDetailActivity: equipment failure
Lithology and shows: