Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-10T00:00:00+01:00 to 2014-02-11T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
daysBehind: 1.6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-11T00:00:00+01:00
dTimDiaHoleStart: 2014-02-03T20:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install Centralizers and Tensioning system. Install BOP and Diverter.
RIH and retrieve shallow sat Safelock plug. POOH with same.
RIH with 2 7/8" cement stinger. Tag deepsat plug. Set cement plug above.
hpht: 0
md: 3147
mdCsgLast: 3090.1
mdDiaHoleStart: 3147
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 17
ropCurrent: -999.99
sum24Hr: Waited on Weather.
Ran Drilling Riser joints, Tensioning joint and BOP joint. Removed Riser Spider.
Ran down with Risers until just above Guide Funnel. Lowered Connector down inside Guide Funnel.
tightWell: 0
tvdCsgLast: 2895
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-10T02:30:00+01:00
density: 1.37
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 38
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
Pore pressure:
Survey stations:
Activities:
comments: Waited on Weather.
Meanwhile performed general maintenance and cleaned and cleared in drilling areas.
Production shut down at 05:00 hrs.
dTimEnd: 2014-02-10T05:00:00+01:00
dTimStart: 2014-02-10T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: RIH with Drilling Riser Connector
dTimEnd: 2014-02-10T06:00:00+01:00
dTimStart: 2014-02-10T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued RIH with Drilling Riser to 21 m.
dTimEnd: 2014-02-10T07:00:00+01:00
dTimStart: 2014-02-10T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT with ongoing crew.
dTimEnd: 2014-02-10T07:15:00+01:00
dTimStart: 2014-02-10T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued RIH with Drilling Riser from 21 to 103 m.
Resumed production according to yellow SIMOPS at 10:30 hrs.
dTimEnd: 2014-02-10T16:45:00+01:00
dTimStart: 2014-02-10T07:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed from BX elevator to 24" csg elevator.
dTimEnd: 2014-02-10T17:00:00+01:00
dTimStart: 2014-02-10T16:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT prior to picking up Tensioning joint.
dTimEnd: 2014-02-10T17:15:00+01:00
dTimStart: 2014-02-10T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U Tensioning joint and M/U same.
dTimEnd: 2014-02-10T19:00:00+01:00
dTimStart: 2014-02-10T17:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT with ongoing crew
dTimEnd: 2014-02-10T19:15:00+01:00
dTimStart: 2014-02-10T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Ran Tensioning joint and landed same on C-plate.
dTimEnd: 2014-02-10T19:30:00+01:00
dTimStart: 2014-02-10T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed DP elevator and rotator
dTimEnd: 2014-02-10T19:45:00+01:00
dTimStart: 2014-02-10T19:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U BOP joint
dTimEnd: 2014-02-10T20:00:00+01:00
dTimStart: 2014-02-10T19:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U BOP joint and tested same.
dTimEnd: 2014-02-10T21:30:00+01:00
dTimStart: 2014-02-10T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted string. Removed casing elevator and C-plate.
Removed Riser Spider.
dTimEnd: 2014-02-10T22:15:00+01:00
dTimStart: 2014-02-10T21:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed Outer ring, Master bushing and Bowls.
dTimEnd: 2014-02-10T22:45:00+01:00
dTimStart: 2014-02-10T22:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U XO and landing single.
dTimEnd: 2014-02-10T23:00:00+01:00
dTimStart: 2014-02-10T22:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: ROV removed hole cover from Guide Funnel.
dTimEnd: 2014-02-10T23:15:00+01:00
dTimStart: 2014-02-10T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered Connector down above Guide Funnel.
Re arranged Guide Wire for centralizing.
dTimEnd: 2014-02-10T23:30:00+01:00
dTimStart: 2014-02-10T23:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered Connector down into Guide Funnel.
dTimEnd: 2014-02-10T23:45:00+01:00
dTimStart: 2014-02-10T23:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Recovered Tugger to run lifting bridle for Guide Funnel.
dTimEnd: 2014-02-11T00:00:00+01:00
dTimStart: 2014-02-10T23:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: