Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2014-01-04T00:00:00+01:00 to 2014-01-05T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-05T00:00:00+01:00
dTimDiaHoleStart: 2014-01-04T18:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Test XMT. Install spacer spool. Install Flow hose and test same. Commision XMT. 
Rig up for running WL. 
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 51
ropCurrent: -999.99
sum24Hr: P/U and RIH with GS pulling tool on WL. Pulled EVO plug and POOH with same.
Performed test of Production Packer from below.
RIH on DP and installed BPV. POOH with setting tool.
Drained BOP system and removed Diverter, risers and BOP. 
Prepared WH. 
tightWell: 0
tvd: 3212
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: R/U wireline equipment.
Started to P/U GS toolstring.
Problem with winch brake band occured.
dTimEnd: 2014-01-04T01:15:00+01:00
dTimStart: 2014-01-04T00:00:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Trouble shooted WL winch brake band problem.
dTimEnd: 2014-01-04T01:45:00+01:00
dTimStart: 2014-01-04T01:15:00+01:00
md: 3174
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued to M/U GS toolstring.
dTimEnd: 2014-01-04T02:00:00+01:00
dTimStart: 2014-01-04T01:45:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Opened DHSV and RIH with GS tool on WL to 264 m.
Problems with spooling arm occured.
dTimEnd: 2014-01-04T02:30:00+01:00
dTimStart: 2014-01-04T02:00:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Trouble shooted wireline winch spooling arm problem
dTimEnd: 2014-01-04T02:45:00+01:00
dTimStart: 2014-01-04T02:30:00+01:00
md: 3174
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued RIH from 264 m to 3162 m
dTimEnd: 2014-01-04T04:15:00+01:00
dTimStart: 2014-01-04T02:45:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Engaged GS pulling tool and released EVO plug.
Waited for element to retract.
dTimEnd: 2014-01-04T05:00:00+01:00
dTimStart: 2014-01-04T04:15:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: POOH with GS tool/EVO plug on WL at 2200 m.
dTimEnd: 2014-01-04T06:00:00+01:00
dTimStart: 2014-01-04T05:00:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Continued POOH with GS tool/EVO plug on WL from 2200 m to surface.
dTimEnd: 2014-01-04T07:30:00+01:00
dTimStart: 2014-01-04T06:00:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: L/D WL tools and EVO plug.
Rigged down sheaves.
dTimEnd: 2014-01-04T08:00:00+01:00
dTimStart: 2014-01-04T07:30:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed line test to 345 bar for 10 min.
dTimEnd: 2014-01-04T08:15:00+01:00
dTimStart: 2014-01-04T08:00:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up cement line to string and tested Production Packer from below to 35/345 bar for 5/30 min.
dTimEnd: 2014-01-04T09:15:00+01:00
dTimStart: 2014-01-04T08:15:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Bled off pressure and rigged down cement hose and removed pump-in sub.
dTimEnd: 2014-01-04T09:45:00+01:00
dTimStart: 2014-01-04T09:15:00+01:00
md: 3174
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Backed out running tool and pulled landing string and L/D same to deck.
dTimEnd: 2014-01-04T10:15:00+01:00
dTimStart: 2014-01-04T09:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged down casing equipment and control line equipment.
Removed circulation sub from landing stand.
dTimEnd: 2014-01-04T11:45:00+01:00
dTimStart: 2014-01-04T10:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U and M/U BPV and running tool. RIH on DP and sat BPV in Multibowl.
POOH with RT on DP. L/D RT.
dTimEnd: 2014-01-04T12:30:00+01:00
dTimStart: 2014-01-04T11:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rigfloor.
dTimEnd: 2014-01-04T12:45:00+01:00
dTimStart: 2014-01-04T12:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Drained Diverter, Overshot and BOP of brine.
dTimEnd: 2014-01-04T13:45:00+01:00
dTimStart: 2014-01-04T12:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up to pull Diverter to rig floor.
dTimEnd: 2014-01-04T14:00:00+01:00
dTimStart: 2014-01-04T13:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed hatches on rig floor for XMT.
Rigged up in Moonpool for removing BOP.
dTimEnd: 2014-01-04T15:30:00+01:00
dTimStart: 2014-01-04T14:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled Diverter and slick joint to rig floor.
Cleaned and placed on setback.
dTimEnd: 2014-01-04T16:15:00+01:00
dTimStart: 2014-01-04T15:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected NT-2 connector. Removed tension system.
dTimEnd: 2014-01-04T16:30:00+01:00
dTimStart: 2014-01-04T16:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lifted BOP and skidded to Stb side.
dTimEnd: 2014-01-04T17:15:00+01:00
dTimStart: 2014-01-04T16:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Drained riser spool and unbolted same.
dTimEnd: 2014-01-04T17:45:00+01:00
dTimStart: 2014-01-04T17:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed scaffolding from Moonpool.
dTimEnd: 2014-01-04T18:00:00+01:00
dTimStart: 2014-01-04T17:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled spool piece to rig floor and Layed out same.
dTimEnd: 2014-01-04T18:45:00+01:00
dTimStart: 2014-01-04T18:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Assisted at Multibowl with tuggers from rig floor. Removed scaffolding.
Prepared WH for installation of spool and XMT.
2 of 3 control lines terminated.

dTimEnd: 2014-01-05T00:00:00+01:00
dTimStart: 2014-01-04T18:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: