Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-06-19T00:00:00+02:00 to 2016-06-20T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: .6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-06-20T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - N/D XT
- Run surface riser joint and BOP
- RIH with TH RT
- Pull TH and tubing
hpht: 0
md: -999.99
mdCsgLast: 4087.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 5
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - RIH w/ WL cutter run#2
- Cut tubing at 2400 mMD
- Displaced A-annulus to SW by pumping 2 x B/U.
- Installed ME 572-700 ME plug at 249m
- R/D WL equipment
- Prepared to N/D XT
tightWell: 0
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Evaluated situation. Discussed situation w/ onshore organisation.
dTimEnd: 2016-06-19T01:15:00+02:00
dTimStart: 2016-06-19T00:00:00+02:00
md: 2410
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Correlated across interval 2250 mMD and 2400 mMD . Positioned cutter at 2400 m.
Activated cutter. WHP before/after cut 5 / 5 bar. DHPG read stable pressure before / after cut. No indication of cutter firing.
Re-attempted to fire several times.
dTimEnd: 2016-06-19T02:15:00+02:00
dTimStart: 2016-06-19T01:15:00+02:00
md: 2410
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Checked surface equipment, OK.
dTimEnd: 2016-06-19T02:30:00+02:00
dTimStart: 2016-06-19T02:15:00+02:00
md: 2410
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: POOH with cutter toolstring into lubricator.
dTimEnd: 2016-06-19T03:30:00+02:00
dTimStart: 2016-06-19T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Closed and inflow tested SV to 345 bar/10min.
B/O QTS.
L/O cutter toolstring on rig floor. Insptected same. Cutter had not fired.
dTimEnd: 2016-06-19T07:00:00+02:00
dTimStart: 2016-06-19T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Performed TBT and handover for running new cutter
dTimEnd: 2016-06-19T07:30:00+02:00
dTimStart: 2016-06-19T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Performed muster drill.
Meanwhile: Performed table top excercise on well control.
dTimEnd: 2016-06-19T08:00:00+02:00
dTimStart: 2016-06-19T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for handling explosives. Isolated TDS.
dTimEnd: 2016-06-19T08:15:00+02:00
dTimStart: 2016-06-19T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: M/U BHA for run #2. Leak tested lubricator/QTS to 20/345 bar 5/10 min.
dTimEnd: 2016-06-19T09:15:00+02:00
dTimStart: 2016-06-19T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Opened SV and RIH with cutter to 2400m. Average running speed 40 m/min.
Correlated depth and cut tubing at 2400m. Positive indications of cut on XT gauge and A-annulus gauge. Lost connection with DHPG.
dTimEnd: 2016-06-19T11:00:00+02:00
dTimStart: 2016-06-19T09:15:00+02:00
md: 2400
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Flowchecked well, static.
dTimEnd: 2016-06-19T11:15:00+02:00
dTimStart: 2016-06-19T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with cutter into lubricator.
Meanwhile: Tested BOP
dTimEnd: 2016-06-19T12:30:00+02:00
dTimStart: 2016-06-19T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Closed and inflow tested SV to 345bar/10min.
dTimEnd: 2016-06-19T13:00:00+02:00
dTimStart: 2016-06-19T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for handling explosives.
dTimEnd: 2016-06-19T13:15:00+02:00
dTimStart: 2016-06-19T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: B/O QTS.
L/O cutter toolstring on rig floor. Insptected same. Detonation confirmed.
dTimEnd: 2016-06-19T14:00:00+02:00
dTimStart: 2016-06-19T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for circulating via choke and poor boy gasser.
dTimEnd: 2016-06-19T14:15:00+02:00
dTimStart: 2016-06-19T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lined up, pumped in kill wing and took returns through A-annulus outlet via poor boy degasser to slops pit.
Applied 20 bar on stand pipe, opened kill wing. No pressure drop observed.
Corrected and confirmed line-up.
dTimEnd: 2016-06-19T15:30:00+02:00
dTimStart: 2016-06-19T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Staged up mud pumps to 1300lpm/83bar.
Circulated 1 x B/U. Stopped pumps due to H2S alarm on one portable gas detector in shaker room (3ppm).
Continued circulating additional B/U at 1300lpm/83bar.
dTimEnd: 2016-06-19T17:30:00+02:00
dTimStart: 2016-06-19T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared and checked toolstring.
M/U BHA for 7" ME plug. Leak tested lubricator/QTS to 345bar/10min.
Opened HMV and MMV. Read pressure on XT cross and opened SV.
dTimEnd: 2016-06-19T19:15:00+02:00
dTimStart: 2016-06-19T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: RIH ME plug to 249m. Average running speed 40 m/min.
dTimEnd: 2016-06-19T19:30:00+02:00
dTimStart: 2016-06-19T19:15:00+02:00
md: 249
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Correlated depth and set ME plug at 249m (mid packer element).
Tagged top of plug.
dTimEnd: 2016-06-19T19:45:00+02:00
dTimStart: 2016-06-19T19:30:00+02:00
md: 249
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: POOH into lubricator . Average pulling speed 40 m/min.
Closed SV and HMV. Inflow tested SV to 185bar/10min.
dTimEnd: 2016-06-19T20:15:00+02:00
dTimStart: 2016-06-19T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Performed TBT prior to B/O QTS.
dTimEnd: 2016-06-19T20:30:00+02:00
dTimStart: 2016-06-19T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: B/O QTS. L/D and inspected toolstring.
dTimEnd: 2016-06-19T21:00:00+02:00
dTimStart: 2016-06-19T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Lined up and inflow tested ME plug to 280bar differential pressure for 10min by pressuring up through AWV.
Bled off pressure to closed drain.
dTimEnd: 2016-06-19T22:00:00+02:00
dTimStart: 2016-06-19T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Performed TBT prior to R/D wireline equipment
dTimEnd: 2016-06-19T22:15:00+02:00
dTimStart: 2016-06-19T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D wireline lubricator hoses and riser.
Meanwhile: Pressure tested drilling BOP
dTimEnd: 2016-06-19T23:45:00+02:00
dTimStart: 2016-06-19T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D wireline BOP and lower WL riser.
dTimEnd: 2016-06-20T00:00:00+02:00
dTimStart: 2016-06-19T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: