Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-02T00:00:00+01:00 to 2014-03-03T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-03T00:00:00+01:00
dTimDiaHoleStart: 2014-02-21T14:30:00+01:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 12 ½¿ BHA to top of CMT at 2463 m. Performed choke drill with crew. Drilling out 13 3/8" shoe track  13 3/8". Clean out rat hole and drill 3 m new formation. Condition mud prior to perform FIT. Take FIT. Commence drilling 12 1/4" hole.
hpht: 0
md: 2514
mdCsgLast: 2507.7
mdDiaHoleStart: 1364
mdPlanned: -999.99
mdStrengthForm: 1358
presTestType: formation integrity test
reportNo: 10
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Pressure tested 13 3/8" casing to 270 bar. Installed wear bushing in well head. Pressure tested BOP. Changed out IBOP and saver sub on TDS. Pressure tested TDS and STDP manifold. M/U 12 1/4" drilling assembly to 51 m.
tightWell: 0
tvd: 2451.9
tvdCsgLast: 2445.8
tvdStrengthForm: 1345.9
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-02T21:00:00+01:00
density: 1.41
locationSample: Active pit
md: 2512
mudClass: oil based
presBopRating: 345
pv: 44
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
dTim: 2014-03-02T14:00:00+01:00
density: 1.28
locationSample: Reserve pit
md: 2514
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
Pore pressure:
Survey stations:
Activities:
comments: Performed pre-job meeting prior to pressure test BOP.
dTimEnd: 2014-03-02T00:30:00+01:00
dTimStart: 2014-03-02T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed line test to 270 bar, 5 min. Closed BSR,  pressure tested same to 20/270 bar, 5/10 min.
dTimEnd: 2014-03-02T01:30:00+01:00
dTimStart: 2014-03-02T00:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: M/U jet sub assy to stand HWDP RIH to 44 m. M/U WBRRT to W.B, M/U to stand HWDP. Function test WBRRT engage / disengage.
dTimEnd: 2014-03-02T02:00:00+01:00
dTimStart: 2014-03-02T01:30:00+01:00
md: 44
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with wear bushing and installed same138,9 m. POOH and L/D W.B running tool.
dTimEnd: 2014-03-02T03:45:00+01:00
dTimStart: 2014-03-02T02:00:00+01:00
md: 44
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested BOP rams, HCR, kill and choke lines to 20/345 bar, 5/10 min. according to procedure.
Function tested BOP from drillers console.
Meanwhile changed out Ibop and saver sub inbetween tests.
dTimEnd: 2014-03-02T06:00:00+01:00
dTimStart: 2014-03-02T03:45:00+01:00
md: 44
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Pressure tested BOP rams, HCR, kill and choke lines to 20/345 bar, 5/10 min. according to procedure.
Meanwhile changed out Ibop and saver sub inbetween tests.
dTimEnd: 2014-03-02T07:00:00+01:00
dTimStart: 2014-03-02T06:00:00+01:00
md: 44
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to perform BOP test and change out IBOP and saver sub on TDS.
dTimEnd: 2014-03-02T07:15:00+01:00
dTimStart: 2014-03-02T07:00:00+01:00
md: 44
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Pressure tested BOP rams, HCR, kill and choke lines to 20/345 bar, 5/10 min. according to procedure.
Meanwhile changed out Ibop and saver sub inbetween tests.
Released wear bushing running tool as per Vetco instruction and L/U pup joint

dTimEnd: 2014-03-02T09:00:00+01:00
dTimStart: 2014-03-02T07:15:00+01:00
md: 42
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Changed out IBOP and saver sub on TDS.
dTimEnd: 2014-03-02T13:00:00+01:00
dTimStart: 2014-03-02T09:00:00+01:00
md: 42
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to M/U swedge and test line to TDS.
dTimEnd: 2014-03-02T13:15:00+01:00
dTimStart: 2014-03-02T13:00:00+01:00
md: 42
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: M/U swedge and test line to TDS.
Tested connections and Ibop/saver sub to 20/345 bar, 5/10 min. R/D test assy from TDS.

dTimEnd: 2014-03-02T15:00:00+01:00
dTimStart: 2014-03-02T13:15:00+01:00
md: 42
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: POOH with jet sub and WBRT from 42 m to surface. Resetted WBRT as per Vetco procedure. L/O WBRT and Jet sub.
dTimEnd: 2014-03-02T16:45:00+01:00
dTimStart: 2014-03-02T15:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor for excess equipment. B/O TIW from casing circulating swedge.
dTimEnd: 2014-03-02T17:45:00+01:00
dTimStart: 2014-03-02T16:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to M/U 12 1/4" BHA.
dTimEnd: 2014-03-02T18:00:00+01:00
dTimStart: 2014-03-02T17:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: P/U and M/U 12 1/4" drilling assembly to 5 m.
dTimEnd: 2014-03-02T19:00:00+01:00
dTimStart: 2014-03-02T18:00:00+01:00
md: 5
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with new crew prior to M/U 12 1/4" BHA.
dTimEnd: 2014-03-02T19:15:00+01:00
dTimStart: 2014-03-02T19:00:00+01:00
md: 5
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: P/U and M/U 12 1/4" drilling assembly to 24 m.
dTimEnd: 2014-03-02T21:00:00+01:00
dTimStart: 2014-03-02T19:15:00+01:00
md: 24
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pulled back to 15 m. Plugged into MWD and uploaded MWD.
dTimEnd: 2014-03-02T21:45:00+01:00
dTimStart: 2014-03-02T21:00:00+01:00
md: 15
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: P/U and M/U 12 1/4" drilling assembly from 24 to 32 m.
dTimEnd: 2014-03-02T22:00:00+01:00
dTimStart: 2014-03-02T21:45:00+01:00
md: 32
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Changed insterts in BX-elevator to 6 5/8".
dTimEnd: 2014-03-02T22:15:00+01:00
dTimStart: 2014-03-02T22:00:00+01:00
md: 32
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: P/U and M/U 12 1/4" drilling assembly from 32 m. P/U 6 5/8" HWDP, discovered that box on X-O from 6 5/8" reg x 5 1/2" FH box was not full bore.
dTimEnd: 2014-03-02T22:45:00+01:00
dTimStart: 2014-03-02T22:15:00+01:00
md: 32
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: B/O X-O and L/O single 6 5/8 HWDP and X-O. Continued to M/U modified BHA according plan.
dTimEnd: 2014-03-02T23:15:00+01:00
dTimStart: 2014-03-02T22:45:00+01:00
md: 32
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Changed insterts in BX-elevator to 51/2".
dTimEnd: 2014-03-02T23:30:00+01:00
dTimStart: 2014-03-02T23:15:00+01:00
md: 32
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: M/U 12 1/4" drilling assembly to 51 m.
dTimEnd: 2014-03-03T00:00:00+01:00
dTimStart: 2014-03-02T23:30:00+01:00
md: 51
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: