Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2015-02-01T00:00:00+01:00 to 2015-02-02T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
daysBehind: 3.4
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-02-02T00:00:00+01:00
dTimDiaHoleStart: 2015-02-01T13:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Change ESP assembly 5 (Bolt on discharge head). Run ESP on 7 5/8" tubing. Install, land and test tubing hanger. 
hpht: 0
md: 1206
mdCsgLast: 1201
mdDiaHoleStart: 1206
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 7
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Installed surface riser and diverter. Installed boreprotector. Retrieved Timelock plug from 9 5/8" liner. R/U WL and installed ME plug in 6 5/8" screen section. Retrived boreprotector. R/U for running tubing and commenced M/U ESP assemblies.
tightWell: 0
tvdCsgLast: 1012
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Released tubing bonnet from wellhead ustilising slings in TDS bails. Pulled tubing bonnet to drill floor.
dTimEnd: 2015-02-01T00:45:00+01:00
dTimStart: 2015-02-01T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: P/U surface riser from HTS with assistance from crane. Tailed riser in to well centre. Lowered riser through rotary and landed off in WH. Took overpull to confirm latch. Production Dept re-started production from adjacenet wells according to SimOps procedure.
dTimEnd: 2015-02-01T01:15:00+01:00
dTimStart: 2015-02-01T00:45:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Disconnected slings from riser and R/U to lift diverter
dTimEnd: 2015-02-01T01:45:00+01:00
dTimStart: 2015-02-01T01:15:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Performed TBT for installing diverter. Lifted diverter from setback with TDS. Installed diverter in housing. Removed lifing eyes and slings from diverter. Energized diverter. Installed master bushings.
dTimEnd: 2015-02-01T03:00:00+01:00
dTimStart: 2015-02-01T01:45:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Removed chains from bails. Clean and cleared rig floor. Installed BX elevator.
dTimEnd: 2015-02-01T03:30:00+01:00
dTimStart: 2015-02-01T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Performed TBT for installing boreprotector. M/U RT to DP stand and attached boreprotector to same. RIH and installed boreprotector in WH. POOH with RT, B/O and L/D same.
dTimEnd: 2015-02-01T04:15:00+01:00
dTimStart: 2015-02-01T03:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Performed TBT for retrieving Timelock plug on 5 1/2" DP. P/U and M/U Timelock RRT.
dTimEnd: 2015-02-01T04:30:00+01:00
dTimStart: 2015-02-01T04:15:00+01:00
md: 5
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with Timelock RRT on 5 1/2" DP from 5 m to 430 m. Avg. tripping speed 425 m/hr.
dTimEnd: 2015-02-01T05:30:00+01:00
dTimStart: 2015-02-01T04:30:00+01:00
md: 430
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Engaged and released Timelock plug according to Archer procedures.
dTimEnd: 2015-02-01T06:00:00+01:00
dTimStart: 2015-02-01T05:30:00+01:00
md: 430
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: POOH Timelock plug on 5 1/2" DP from 430 m to 241 m. Avg. tripping speed 189 m/hr.
dTimEnd: 2015-02-01T07:00:00+01:00
dTimStart: 2015-02-01T06:00:00+01:00
md: 241
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Performed TBT with new crew for POOH.
dTimEnd: 2015-02-01T07:15:00+01:00
dTimStart: 2015-02-01T07:00:00+01:00
md: 241
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: POOH Timelock plug on 5 1/2" DP from 241 m to 8 m. Avg. tripping speed 186 m/hr.
dTimEnd: 2015-02-01T08:30:00+01:00
dTimStart: 2015-02-01T07:15:00+01:00
md: 8
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: L/D Timelock plug and RRT on deck.
dTimEnd: 2015-02-01T08:45:00+01:00
dTimStart: 2015-02-01T08:30:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Lifted WL tools to drill floor and prepared same.
dTimEnd: 2015-02-01T09:00:00+01:00
dTimStart: 2015-02-01T08:45:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Performed TBT for R/U and run WL
dTimEnd: 2015-02-01T09:15:00+01:00
dTimStart: 2015-02-01T09:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: R/U WL equipment and P/U ME-plug toolstring
dTimEnd: 2015-02-01T10:15:00+01:00
dTimStart: 2015-02-01T09:15:00+01:00
md: 10
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Tested toolstring and zeroed depth in RKB.
dTimEnd: 2015-02-01T10:30:00+01:00
dTimStart: 2015-02-01T10:15:00+01:00
md: 10
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with ME-plug. Lost weight at 952 m. P/U to 900 m, RIH at higher speed and passed obstruction. Continued RIH. Lost weight at 1163 m. P/U to 1130 m, RIH at higher speed and passed obstruction. Continued RIH and tagged TD at 1195 m.
dTimEnd: 2015-02-01T12:00:00+01:00
dTimStart: 2015-02-01T10:30:00+01:00
md: 1195
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: P/U until tension in string. Activated setting tool and set plug according to Interwell procedure. Observed tension drop from 1320 lbs to 790 lbs, indication of plug set. RIH and tagged plug. Top plug at 1187,81 m. Mid element at 1188,87 m.
dTimEnd: 2015-02-01T12:30:00+01:00
dTimStart: 2015-02-01T12:00:00+01:00
md: 1190.1
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH with WL toolstring. Simultaneously performed TBT for R/D WL equipment.
dTimEnd: 2015-02-01T13:00:00+01:00
dTimStart: 2015-02-01T12:30:00+01:00
md: 8
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: L/D WL toolstring and R/D wireline equipment.
dTimEnd: 2015-02-01T13:30:00+01:00
dTimStart: 2015-02-01T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Performed TBT for pulling boreprotector and installing casing tong.
dTimEnd: 2015-02-01T13:45:00+01:00
dTimStart: 2015-02-01T13:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleared set back area for Weatherford casing tong.
dTimEnd: 2015-02-01T14:45:00+01:00
dTimStart: 2015-02-01T13:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U boreprotector RRT. RIH with same on DP to surface WH. Engaged boreprotector and pulled same to surface. L/D boreprotector RRT.
dTimEnd: 2015-02-01T15:45:00+01:00
dTimStart: 2015-02-01T14:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/U Weatherford casing tong.
dTimEnd: 2015-02-01T17:15:00+01:00
dTimStart: 2015-02-01T15:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT for R/U Schlumberger equipment and M/U ESP assemblies. Installed stovepipe above rotary.
dTimEnd: 2015-02-01T17:30:00+01:00
dTimStart: 2015-02-01T17:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U ESP assembly 1 - Multisensor and motor. Landed lifting clamp on stovepipe in rotary. Serviced motor according to Schlumberger procedures.
dTimEnd: 2015-02-01T18:45:00+01:00
dTimStart: 2015-02-01T17:30:00+01:00
md: 10
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT with new crew. P/U and M/U ESP assembly 2 - Protector. RIH and landed off in stovepipe.
dTimEnd: 2015-02-01T20:00:00+01:00
dTimStart: 2015-02-01T18:45:00+01:00
md: 14
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U ESP assembly 3 - ESP pump. RIH and landed off in stovepipe.
dTimEnd: 2015-02-01T20:45:00+01:00
dTimStart: 2015-02-01T20:00:00+01:00
md: 17
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U Discharge pressure assembly (assy 4) to ESP pump.
dTimEnd: 2015-02-01T21:15:00+01:00
dTimStart: 2015-02-01T20:45:00+01:00
md: 17
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Changed inserts in elevator to 7 5/8". Installed rotating arm on elevator.
dTimEnd: 2015-02-01T22:00:00+01:00
dTimStart: 2015-02-01T21:15:00+01:00
md: 17
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U ESP assembly 5 - Bolt on discharge and XO.
dTimEnd: 2015-02-01T22:45:00+01:00
dTimStart: 2015-02-01T22:00:00+01:00
md: 17
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Pulled back to Multisensor and connected hydraulic line to same. Pressure tested to 3000 psi / 15 min.
dTimEnd: 2015-02-01T23:30:00+01:00
dTimStart: 2015-02-01T22:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Pulled ESP electrical cable to rig floor. Feed cable through banana sheave and installed sheave to PRS.
dTimEnd: 2015-02-02T00:00:00+01:00
dTimStart: 2015-02-01T23:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: