Daily Drilling Report
Well: NO 15/9-19 A
Report period: 1997-09-15T00:00:00+02:00 to 1997-09-16T00:00:00+02:00
Wellbore info:
dTimSpud: 1997-07-25T00:00:00+02:00
dateDrillComplete: 1997-08-30
daysBehind: 53
operator: Statoil
rigAlias: name: BYFORD DOLPHIN
name: 341331
Status:
dTim: 1997-09-16T00:00:00+02:00
dTimDiaHoleStart: 1997-08-30T02:00:00+02:00
distDrill: -999.99
elevKelly: 25
fixedRig: false
forecast24Hr: CONTINUE WAITING DUE TO OFS STRIKE.
hpht: 0
md: 4131
mdCsgLast: 4643
mdDiaHoleStart: 4131
mdKickoff: 2178
mdPlanned: -999.99
mdPlugTop: 4019
reportNo: 54
ropCurrent: -999.99
sum24Hr: RIG OPERATIONS SUSPENDED DUE TO OFS STRIKE.
tightWell: 0
tvd: 3319
waterDepth: 84
wellheadElevation: 106.5
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: OPERATIONS SUSPENDED DUE TO OFS STRIKE.
dTimEnd: 1997-09-15T06:00:00+02:00
dTimStart: 1997-09-15T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: OPERATIONS SUSPENDED DUE TO OFS STRIKE.
dTimEnd: 1997-09-16T00:00:00+02:00
dTimStart: 1997-09-15T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
Lithology and shows: