Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-21T00:00:00+02:00 to 2013-09-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-22T00:00:00+02:00
dTimDiaHoleStart: 2013-09-12T18:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Nipple up BOP.
Recover annulus insert.
Run 10 3/4" surface tieback casing.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 23
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Cut production riser.
Installed multi bowl and surface riser.
Nippled up BOP
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-21T15:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Waited on parts for cutting tool.

Meanwhile performed planned maintenance and housekeeping.
dTimEnd: 2013-09-21T03:45:00+02:00
dTimStart: 2013-09-21T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Cut production riser.
dTimEnd: 2013-09-21T04:45:00+02:00
dTimStart: 2013-09-21T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled cut off piece to drill floor and laid out same.

dTimEnd: 2013-09-21T05:15:00+02:00
dTimStart: 2013-09-21T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Bewelled production riser edge.

Meanwhile:
Picked up BOP riser joint and Claxton tool.
dTimEnd: 2013-09-21T08:45:00+02:00
dTimStart: 2013-09-21T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up multibowl and landed at well center and made up same to BOP joint.
Performed pickup test to 15 cm above deck,ok.
dTimEnd: 2013-09-21T09:15:00+02:00
dTimStart: 2013-09-21T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting.
Informed production to shut down well F11 & F12.
dTimEnd: 2013-09-21T09:30:00+02:00
dTimStart: 2013-09-21T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared to remove master bushings and cover from split hatch while production shuts down.
dTimEnd: 2013-09-21T10:00:00+02:00
dTimStart: 2013-09-21T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed master bushings and cover from split hatch.
Ran multi bowl and BOP joint  assembly through rotary.
Installed master bushings.
Picked up single and ran in with multibowl assembly.
Removed master bushings.
Retrached TDS to align multibowl.
Landed out multibowl.
dTimEnd: 2013-09-21T12:15:00+02:00
dTimStart: 2013-09-21T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Tested multibowl BT and FS seals.
Energized plastic in upper and lower BT seals and tested same.
dTimEnd: 2013-09-21T14:30:00+02:00
dTimStart: 2013-09-21T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Energized multibowl slips.
Performed 5 Ton overpull test, ok.
dTimEnd: 2013-09-21T15:00:00+02:00
dTimStart: 2013-09-21T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed hatches around production riser.
dTimEnd: 2013-09-21T15:30:00+02:00
dTimStart: 2013-09-21T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Erected scaffolding around Claxton tool in moonpool.

Meanwhile made up annulus valves on multibowl.
Tested annulus valves to 30 / 345 bar - 5 / 10 minutes.
Replaced damaged fitting on Claxton tool.
dTimEnd: 2013-09-21T17:15:00+02:00
dTimStart: 2013-09-21T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Released Claxton tool.
Pulled out with Claxton tool and laid down same to cantilever.
At 19:00 informed production to shut down well F14.

dTimEnd: 2013-09-21T19:45:00+02:00
dTimStart: 2013-09-21T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting.
Moved BOP to well center and landed same onto riser.
Made up NT2 connector.
Ran slick joint and made up same.
Installed diverter.
Connected tension system.
At 21:15 informed production to start.
dTimEnd: 2013-09-22T00:00:00+02:00
dTimStart: 2013-09-21T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: