Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2012-09-14T00:00:00+02:00 to 2012-09-15T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2012-09-15T00:00:00+02:00
dTimDiaHoleStart: 2012-09-11T07:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Log RST-D in IC mode pass#3. R/D. R/U on well F-5.

Expected status tomorrow at 06:00: R/U on well F-5.
hpht: 0
md: -999.99
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 4
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Leak tested R/U. Opened well. RIH and logged RST-D in sigma mode and RST-D in IC mode pass#1 and pass#2.
tightWell: 0
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Leak tested R/U to 20/120 bar for 5/10 min. Opened well. WHP = 42 bar.
dTimEnd: 2012-09-14T02:00:00+02:00
dTimStart: 2012-09-14T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held well controll drill prior to RIH.
dTimEnd: 2012-09-14T02:15:00+02:00
dTimStart: 2012-09-14T02:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: RIH with BHA#1, RST to 556 m.
dTimEnd: 2012-09-14T02:50:00+02:00
dTimStart: 2012-09-14T02:15:00+02:00
md: 556
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed test of RST according to Schlumberger procedure.
dTimEnd: 2012-09-14T03:20:00+02:00
dTimStart: 2012-09-14T02:50:00+02:00
md: 556
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued RIH with BHA#1, RST to 3420 m.
dTimEnd: 2012-09-14T05:20:00+02:00
dTimStart: 2012-09-14T03:20:00+02:00
md: 3420
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Ran correlation passes. Adjusted the depth according to reference log.
dTimEnd: 2012-09-14T06:00:00+02:00
dTimStart: 2012-09-14T05:20:00+02:00
md: 3420
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Logged RST-D in Sigma mode from 3400 to 3210 m at 4,5 m/min.
dTimEnd: 2012-09-14T07:05:00+02:00
dTimStart: 2012-09-14T06:00:00+02:00
md: 3210
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3420 m.
dTimEnd: 2012-09-14T07:30:00+02:00
dTimStart: 2012-09-14T07:05:00+02:00
md: 3420
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Logged RST-D in IC mode pass#1 from 3410 to 3215 m at 0,5 m/min.
dTimEnd: 2012-09-14T14:20:00+02:00
dTimStart: 2012-09-14T07:30:00+02:00
md: 3215
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3420 m.
dTimEnd: 2012-09-14T15:00:00+02:00
dTimStart: 2012-09-14T14:20:00+02:00
md: 3420
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Logged RST-D in IC mode pass#2 from 3410 to 3215 m at 0,5 m/min.
dTimEnd: 2012-09-14T23:00:00+02:00
dTimStart: 2012-09-14T15:00:00+02:00
md: 3215
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3420 m.
dTimEnd: 2012-09-14T23:30:00+02:00
dTimStart: 2012-09-14T23:00:00+02:00
md: 3420
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Logged RST-D in IC mode pass#3 from 3410 to 3380 m at 0,5 m/min.
dTimEnd: 2012-09-15T00:00:00+02:00
dTimStart: 2012-09-14T23:30:00+02:00
md: 3380
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: