Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2016-09-20T00:00:00+02:00 to 2016-09-21T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-21T00:00:00+02:00
dTimDiaHoleStart: 2016-09-18T05:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - R/D WL pressure control equipment
- N/D XT and spacer spool
- N/U HP riser and BOP
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Installed deepset barrier plug. Pressure tested and inflow tested same
- Cut 7in tubing above production packer
- Instaled shallow set barrier plug. Pressure tested same
- Started R/D WL pressure control equipment
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: RIH from 2700m. Tool string stopped at 2876m. POOH and RIH several times, worked gradually down to setting depth.
dTimEnd: 2016-09-20T02:00:00+02:00
dTimStart: 2016-09-20T00:00:00+02:00
md: 3083
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Correlated BHA across interval 3030 - 3092 m . Set plug with mid packer element at 3083 m . Lost 300 lbs of weight after setting sequence was complete. Tagged plug
dTimEnd: 2016-09-20T02:30:00+02:00
dTimStart: 2016-09-20T02:00:00+02:00
md: 3083
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: POOH from 3083 m to 0 m . Average pulling speed 35 m/min
dTimEnd: 2016-09-20T04:15:00+02:00
dTimStart: 2016-09-20T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Pressure tested ME550-700 plug and SV to 20/265bar for 5/10min. Bled off pressure in tubing to 10bar to closed drain. Inflow tested deepset barrier plug for 30 min. Ok. Bled off remaining pressure in tubing to closed drain.  Meanwhile continued to pressure test BOP.
dTimEnd: 2016-09-20T07:30:00+02:00
dTimStart: 2016-09-20T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to R/D BHA (run#4)
dTimEnd: 2016-09-20T07:45:00+02:00
dTimStart: 2016-09-20T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Broke lubricator and L/D BHA (run#4). Meanwhile serviced drilling equipment and continued with testing BOP
dTimEnd: 2016-09-20T08:15:00+02:00
dTimStart: 2016-09-20T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Built new cablehead.
dTimEnd: 2016-09-20T09:00:00+02:00
dTimStart: 2016-09-20T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: M/U BHA, tested DECT cutter and connected cable head. Installed lubricator
dTimEnd: 2016-09-20T10:00:00+02:00
dTimStart: 2016-09-20T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Leak tested QTS to 20/345 bar for 5/10 min. Bleed down well pressure from 32bar to 1 bar. Opened SV
dTimEnd: 2016-09-20T11:00:00+02:00
dTimStart: 2016-09-20T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ cutter BHA (run #5), to 3065 m. Running speed 35 m/min.
dTimEnd: 2016-09-20T12:45:00+02:00
dTimStart: 2016-09-20T11:00:00+02:00
md: 3065
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Correlated across interval 3004 - 3065 m . Positioned cutter at 3055 m. Performed cut, tubing in compression. Tool stalled out. Retracted anchors
dTimEnd: 2016-09-20T14:00:00+02:00
dTimStart: 2016-09-20T12:45:00+02:00
md: 3048
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with W/L . Average pulling speed 35 m/min
dTimEnd: 2016-09-20T15:30:00+02:00
dTimStart: 2016-09-20T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Closed SV and leak tested tree/cross to 345 bar.
dTimEnd: 2016-09-20T16:30:00+02:00
dTimStart: 2016-09-20T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Broke off lubricator and L/D tool string
dTimEnd: 2016-09-20T17:30:00+02:00
dTimStart: 2016-09-20T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U tool string w/ 572-700 ME plug (run#6), installed lubricator. Pressure tested QTS to 20/345 bar for 5/10 min. Ok
dTimEnd: 2016-09-20T18:45:00+02:00
dTimStart: 2016-09-20T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: L/U to pressure up tubing. Pressured up tubing to confirm cut. Pressure went up to +/- 90 bar, then dropped to 1 bar. Observed 0.5 bar increase in annulus pressure. Continued to pump slowly with cement unit down tubing. Pressure increased both in tubing and annulus which indicated communication to annulus. Stopped pumping w/ +/- 9 bar in well. Bled off tubing pressure to 3 bar and open SV .
dTimEnd: 2016-09-20T20:15:00+02:00
dTimStart: 2016-09-20T18:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: RIH w/ shallow set plug (run#6) to 256 m. Average running speed 35 m/min.
dTimEnd: 2016-09-20T20:30:00+02:00
dTimStart: 2016-09-20T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Correlated BHA across interval 229 - 276 m . Set plug with mid packer element at 246 m. P/U weight before/after setting 884/484 lbs. Tagged plug
dTimEnd: 2016-09-20T21:00:00+02:00
dTimStart: 2016-09-20T20:30:00+02:00
md: 276
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: POOH from 246 m to 0 m . Average pulling speed 35 m/min. Confirmed tool string in tool catcher and closed SV .Meanwhile held TBT for pressure testing shallow plug
dTimEnd: 2016-09-20T21:30:00+02:00
dTimStart: 2016-09-20T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Lined up and tested shallow set barrier plug to 20bar/300bar for 5/10min. Bled off pressure to closed drain. Meanwhile TBT for rigging down wireline
dTimEnd: 2016-09-20T22:15:00+02:00
dTimStart: 2016-09-20T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Drained lubricator and riser and purged w/ N2. Meanwhile disconnected WL BOP hoses
dTimEnd: 2016-09-20T23:00:00+02:00
dTimStart: 2016-09-20T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/D lubricator, tool string, R/D sheaves
dTimEnd: 2016-09-21T00:00:00+02:00
dTimStart: 2016-09-20T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: