Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-21T00:00:00+02:00 to 2013-10-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 6.6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-22T00:00:00+02:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Waiting on weather to pull production riser.

hpht: 0
md: 3049
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 63
ropCurrent: -999.99
sum24Hr: Waited on weather to pull production riser.
Meanwhile performed general rig maintenance, cleaning and housekeeping.
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-21T17:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
dTim: 2013-10-21T10:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather to pull production riser.

Meanwhile performed general rig maintenance:
P/T contingency kill manifold in moonpool.
Performed cleaning in pit- /pumproom.
Performed housekeeping in drilling areas.
dTimEnd: 2013-10-21T07:00:00+02:00
dTimStart: 2013-10-21T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile performed general rig maintenance:
Weekly inspection on aft IRN.
Performed high wind checks.
Changed out fwd PRS wire, interrupted job due to wind speed above 45 knts.
Performed cleaning and housekeeping in drilling areas.
dTimEnd: 2013-10-21T19:00:00+02:00
dTimStart: 2013-10-21T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to pull production riser.

Meanwhile performed general rig maintenance:
Continued to change out fwd PRS wires.
Performed cleaning and housekeeping in drilling areas.
dTimEnd: 2013-10-22T00:00:00+02:00
dTimStart: 2013-10-21T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: