Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2014-11-26T00:00:00+01:00 to 2014-11-27T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
daysBehind: 1
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-11-27T00:00:00+01:00
dTimDiaHoleStart: 2014-11-22T16:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rig down WL equipment, Skid rig to F-1C and rig up WL equipment.
hpht: 0
md: -999.99
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 5
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Installed 7" EV0 plug with mid element at 3150 m. Perforated new zone from 3126,2 -3139,7 mMD. POOH with perforating gun. 
tightWell: 0
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to re-build cable head. Time consuming to build due to stiff cords on 7/16" cable together with narrow holes in cablehead cone.
dTimEnd: 2014-11-26T01:45:00+01:00
dTimStart: 2014-11-26T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Lifted tools to rig floor for testing of toolstring through cablehead. 
Meanwhile held toolbox talk for installing the BHA into lubricator.
dTimEnd: 2014-11-26T02:20:00+01:00
dTimStart: 2014-11-26T01:45:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Installed toollstring into lubricator and Leak tested QTS to 20/345 bar for 5/10 min. 
Meanwhile held toolbox talk for the plug run.
dTimEnd: 2014-11-26T03:30:00+01:00
dTimStart: 2014-11-26T02:20:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Opened HMV and equalized acoss swab using well pressure.
dTimEnd: 2014-11-26T04:00:00+01:00
dTimStart: 2014-11-26T03:30:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH w/BHA #2 7" EVO plug from surface to 1400 m. WHP 51 bar.
Performed well control drill: Leakage in grease injection head.
Stopped each 300 meters to perform P/U weight.
dTimEnd: 2014-11-26T05:40:00+01:00
dTimStart: 2014-11-26T04:00:00+01:00
md: 1400
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued to RIH from 1400 meter to 3135 m. 
Stopped each 300 meters to perform P/U weight.
dTimEnd: 2014-11-26T07:45:00+01:00
dTimStart: 2014-11-26T05:40:00+01:00
md: 3135
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Correlated BHA across interval 3135 - 3050 m . Set plug with mid packer element at 3150 m. Observed 400 lbs drop in tension. WHP 47 bar.
dTimEnd: 2014-11-26T08:40:00+01:00
dTimStart: 2014-11-26T07:45:00+01:00
md: 3150
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: POOH with BHA#2 from 3150 m to surface. Hung slightly up in the packer area. Continued to POOH.
dTimEnd: 2014-11-26T10:45:00+01:00
dTimStart: 2014-11-26T08:40:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Closed SV. Had to wait on production department for bleeding of, due to problems with a gas compressor.
dTimEnd: 2014-11-26T11:30:00+01:00
dTimStart: 2014-11-26T10:45:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Bled of lubricator and inflow tested SV & HMV. Purged lubricator with N2.
dTimEnd: 2014-11-26T12:45:00+01:00
dTimStart: 2014-11-26T11:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to L/D toolstring.
dTimEnd: 2014-11-26T12:55:00+01:00
dTimStart: 2014-11-26T12:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Broke lubricator and L/D BHA #2.
dTimEnd: 2014-11-26T13:10:00+01:00
dTimStart: 2014-11-26T12:55:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Lifted Halliburton perforating toolstring to drill floor and started to prepare guns.
dTimEnd: 2014-11-26T15:00:00+01:00
dTimStart: 2014-11-26T13:10:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to arm the perforating guns.
dTimEnd: 2014-11-26T15:20:00+01:00
dTimStart: 2014-11-26T15:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Installed BHA #3 (4 5/8" Perforating gun) into lubricator. Stabbed lubricator and tested QTS to 20/345 bar for 5/10 min. Equalized and opened SV and HMV. WHP 46 bar.
dTimEnd: 2014-11-26T16:55:00+01:00
dTimStart: 2014-11-26T15:20:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/BHA #3 (4 5/8" Perforating gun) from surface to 3135 meters. WHP 46 bar.
Stopped each 500 meters and pulled up 50 meters.
Depth        P/U weight
500 m        1410 lbs 
1000 m      2130 lbs 
1500 m      2950 lbs
2000 m      3650 lbs
2500 m      4400 lbs
3000 m      4900 lbs
dTimEnd: 2014-11-26T20:30:00+01:00
dTimStart: 2014-11-26T16:55:00+01:00
md: 3135
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed three correlation passes across interval 3135 - 3050 m.  Positioned gun with top shot at 3126,2 m & bottom shot at 3130,7 mMD. WHP 45 bar.
dTimEnd: 2014-11-26T21:05:00+01:00
dTimStart: 2014-11-26T20:30:00+01:00
md: 3135
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Activated perforation guns. Observed current increase and drop in tension of 200 lbs. No change in WHP at 45 bar. Started POOH.
dTimEnd: 2014-11-26T21:25:00+01:00
dTimStart: 2014-11-26T21:05:00+01:00
md: 3131
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH with BHA #3 from 3131 m to 480 m. WHP 45 bar.
dTimEnd: 2014-11-26T23:30:00+01:00
dTimStart: 2014-11-26T21:25:00+01:00
md: 480
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to take guns out of hole. Included toolbox talk for rigging down WL equipment.
dTimEnd: 2014-11-27T00:00:00+01:00
dTimStart: 2014-11-26T23:30:00+01:00
md: 480
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: