Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2009-03-17T00:00:00+01:00 to 2009-03-18T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-03-18T00:00:00+01:00
dTimDiaHoleStart: 2009-03-13T15:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Operation transferred to F-99.
hpht: 0
md: 3520
mdCsgLast: 3519
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 139
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RD BOP from XMT. Leak test XMT cross, KWV and tree cap. Hand well over to Mærsk Production. Cleared and cleaned rig floor of remaining WL equipment. Transferred operation to F-99 for PRS-and 5-yearly BOP classification.
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2009-03-17T23:59:00+01:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued bleeding off pressure/drained XMT, riser and lubricator to closed drain.
dTimEnd: 2009-03-17T00:30:00+01:00
dTimStart: 2009-03-17T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Purged XMT, riser and lubricator with nitrogen 3 times due to grease in lubricator. Closed KWV and SV.
dTimEnd: 2009-03-17T01:30:00+01:00
dTimStart: 2009-03-17T00:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Broke lubricator at in-situ sub. Lifted out and LD PLT toolstring. No marks or damage observed on tool. No obvious explanation why in-line spinner did not work. Cut cable.
dTimEnd: 2009-03-17T02:30:00+01:00
dTimStart: 2009-03-17T01:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: LD lubricator and RD sheave wheels. Split lubricator at drill floor, preserved and moved to cantiliver. Cleared rig floor of WL equipment.
dTimEnd: 2009-03-17T04:30:00+01:00
dTimStart: 2009-03-17T02:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Installed 10 mT lift cap on WL riser and installed manual elevator on riser section as part of double lift arrangement from TDS. Detached riser from BOP's and LO same.
dTimEnd: 2009-03-17T06:00:00+01:00
dTimStart: 2009-03-17T04:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Lifted WL BOP's using double lift arrangement from TDS and transferred to moonpool overhead crane.
dTimEnd: 2009-03-17T10:30:00+01:00
dTimStart: 2009-03-17T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Disconnected and lifted out lower WL riser section and XO from XMT using double lift arrangement from TDS. Installed hatch on weather deck.
dTimEnd: 2009-03-17T11:15:00+01:00
dTimStart: 2009-03-17T10:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Installed XMT tree cap. Hooked up hose from Seawell test pump on drill floor to test cap on XMT.
dTimEnd: 2009-03-17T11:45:00+01:00
dTimStart: 2009-03-17T11:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Leak tested SV to 30/345 bar for 5/10 min. Good test. Bled off pressure to closed drain.
dTimEnd: 2009-03-17T12:15:00+01:00
dTimStart: 2009-03-17T11:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RD cmt test line and bleed off manifold from KWV.
dTimEnd: 2009-03-17T13:00:00+01:00
dTimStart: 2009-03-17T12:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Leak tested tree cap and XMT cross to 30/345 bar for 5/10 min using Seawell test pump and 100% MEG. Good test. Bled off pressure. Installed cap on KWV and removed 1/2" plug. Leak tested KWV to 30/345 bar for 5/10 min using Seawell test pump and 100% MEG. Good test. Bled off pressure. Installed 1/2" plug in KWV cap. Leak tested KWV cap to 30/345 bar for 5/10 min using Seawell test pump and 100% MEG. Good test. Bled off pressure. 

Disconnected Seawell test pump from XMT tree cap and closed needle valve. Disconnected local control panel for HMV and DHSV and re-established platform permanent control system.
dTimEnd: 2009-03-17T14:45:00+01:00
dTimStart: 2009-03-17T13:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Handed well over from Volve D&W to Mærsk Production.
dTimEnd: 2009-03-17T15:00:00+01:00
dTimStart: 2009-03-17T14:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Cleared rig floor off remaining WL equipment. Cleaned rigfloor with dedicated grease wash.
dTimEnd: 2009-03-17T16:30:00+01:00
dTimStart: 2009-03-17T15:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: