Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-06T00:00:00+02:00 to 2014-04-07T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-07T00:00:00+02:00
dTimDiaHoleStart: 2014-04-05T12:15:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Terminating control lines and install seals for X-mas tree. Install XMT and test same. Handover well to Maersk Production - Xmas tree work - receive well from Maersk. Inflow test LMV and HMV. Remove tree cap. Retrieve dart and BPV. Reinstall and test tree cap.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 45
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Set production packer. Inflow tested DHSV. Trouble shoot on kill test line. Leak tested production packer. Retrieved EVO plug. Pressure tested tubing/liner. Installed BPV. N/D diverter system.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-04-06T21:00:00+02:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Pressured up control line to open DHSV.
dTimEnd: 2014-04-06T00:15:00+02:00
dTimStart: 2014-04-06T00:00:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to setting packer and pressure testing same.
dTimEnd: 2014-04-06T00:45:00+02:00
dTimStart: 2014-04-06T00:15:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressured up tubing to 275 bar to set production packer, 15 min. Pressure test tubing to 345 bar/30 min with CMT Unit. Monitored  annulus at well head for flow. Vol 0-275 bar = 700 ltr, 275-345 bar = 190 ltr.
dTimEnd: 2014-04-06T02:00:00+02:00
dTimStart: 2014-04-06T00:45:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Bleed back to 280 bar and performed 30 min 70 bar DHSV inflow test.
dTimEnd: 2014-04-06T02:45:00+02:00
dTimStart: 2014-04-06T02:00:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Bleed back pressure to 10 bar and perform 10 min 270 bar DHSV inflow test.
dTimEnd: 2014-04-06T03:15:00+02:00
dTimStart: 2014-04-06T02:45:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Equalize pressure and open DHSV.
dTimEnd: 2014-04-06T03:45:00+02:00
dTimStart: 2014-04-06T03:15:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to pressure test production packer.
dTimEnd: 2014-04-06T04:00:00+02:00
dTimStart: 2014-04-06T03:45:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/U for pressure testing down annulus. Trouble shoot on kill test line. Blocked or plugged line.
dTimEnd: 2014-04-06T05:00:00+02:00
dTimStart: 2014-04-06T04:00:00+02:00
md: 2931
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Unplugged kill line. Line plugged at v v K16 valve. Cleaned out and flushed line.
dTimEnd: 2014-04-06T06:00:00+02:00
dTimStart: 2014-04-06T05:00:00+02:00
md: 2931
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Lined up kill test line to cement unit. Pressure tested kill test line to 35/345 bar, 5/10 min. Test failed.
Flushed line and prepared for re-testing of line.
dTimEnd: 2014-04-06T07:00:00+02:00
dTimStart: 2014-04-06T06:00:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to line up and pressure test multi bowl.
dTimEnd: 2014-04-06T07:15:00+02:00
dTimStart: 2014-04-06T07:00:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up and pressure tested multi bowl to 35/345 bar, 5/10 min. Ok test.
dTimEnd: 2014-04-06T07:45:00+02:00
dTimStart: 2014-04-06T07:15:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Leak tested production packer from above to 35/345 bar, 5/35 min. 1063 ltr pumped, 974 ltr recieved.
dTimEnd: 2014-04-06T09:00:00+02:00
dTimStart: 2014-04-06T07:45:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/D hose and B/O swedge.
dTimEnd: 2014-04-06T09:30:00+02:00
dTimStart: 2014-04-06T09:00:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/U Aker wire line equipment and M/U tool string for pulling 7" EVO plug.
dTimEnd: 2014-04-06T11:00:00+02:00
dTimStart: 2014-04-06T09:30:00+02:00
md: 2931
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: RIH with wire line tool, plug catcher.
dTimEnd: 2014-04-06T12:30:00+02:00
dTimStart: 2014-04-06T11:00:00+02:00
md: 2912
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Latched onto EVO plug @ 2912 m. Work free plug. Waited to allow element to relax.
dTimEnd: 2014-04-06T13:30:00+02:00
dTimStart: 2014-04-06T12:30:00+02:00
md: 2912
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: POOH with EVO plug on wire line. L/O EVO plug and tool string. R/D wire line.
dTimEnd: 2014-04-06T15:45:00+02:00
dTimStart: 2014-04-06T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pressure tested tubing/liner to 35/345 bar, 5/30 min. 1370 ltr pumped, 1208 ltr recieved.
dTimEnd: 2014-04-06T17:45:00+02:00
dTimStart: 2014-04-06T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Released tubing hanger running tool and L/O same.
dTimEnd: 2014-04-06T18:45:00+02:00
dTimStart: 2014-04-06T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/D tubing equipment.
dTimEnd: 2014-04-06T19:00:00+02:00
dTimStart: 2014-04-06T18:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with crew prior to R/D and clear rig floor for completion equipment.
dTimEnd: 2014-04-06T19:15:00+02:00
dTimStart: 2014-04-06T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/D and cleared rig floor for completion equipment. Changed to 3 1/2" handling equipment.
dTimEnd: 2014-04-06T19:45:00+02:00
dTimStart: 2014-04-06T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U 6 3/8" BPV to 3 1/2" DP. RIH and installed 6 3/8" BPV in well head at 20,6 m.
dTimEnd: 2014-04-06T20:30:00+02:00
dTimStart: 2014-04-06T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with BPV running tool and L/D same.
dTimEnd: 2014-04-06T21:00:00+02:00
dTimStart: 2014-04-06T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor for excess equipment prior to N/D BOP.
dTimEnd: 2014-04-06T21:15:00+02:00
dTimStart: 2014-04-06T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to R/U and N/D diverter and BOP.
dTimEnd: 2014-04-06T21:30:00+02:00
dTimStart: 2014-04-06T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/U chains and slings onto Bails for pulling diverter. Bleed down overshot packer.
dTimEnd: 2014-04-06T22:15:00+02:00
dTimStart: 2014-04-06T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled diverter and set back same. Secured diverter.
dTimEnd: 2014-04-06T23:00:00+02:00
dTimStart: 2014-04-06T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: N/D NT2 connector as per procedure.
dTimEnd: 2014-04-06T23:30:00+02:00
dTimStart: 2014-04-06T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed Weatherford casing tong and equipment from drillfloor.
dTimEnd: 2014-04-07T00:00:00+02:00
dTimStart: 2014-04-06T23:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: