Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-07T00:00:00+02:00 to 2013-09-08T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-08T00:00:00+02:00
dTimDiaHoleStart: 2013-09-07T10:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 7" liner to setting depth.
Circulate 2 x open hole volumes.
Set and cement 7" liner hanger.
Set liner hanger packer element and pressure test packer to 340 bar for 10 minutes.
Pull out of hole with liner hanger running tool.
hpht: 0
md: 3465
mdCsgLast: 3090.1
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 9
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Pulled out of hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 1926m  MD, and laid down same to deck.
Rigged up to run 7" casing.
Ran 7" liner to 474m MD.
Picked up and made up 7" liner hanger assembly.
tightWell: 0
tvd: 3260
tvdCsgLast: 2895
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-07T04:00:00+02:00
density: 1.32
locationSample: Flowline
md: 3465
mudClass: oil based
presBopRating: 345
pv: 37
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
Pore pressure:
dTim: 2013-09-08T00:00:00+02:00
equivalentMudWeight: 1.29
md: 3244
readingKind: estimated
dTim: 2013-09-08T00:00:00+02:00
equivalentMudWeight: 1.1
md: 3465
readingKind: estimated
Survey stations:
Activities:
comments: Pulled out of hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 1926m MD to 1600m MD at 1.5 min/stand.

Average pulling speed: 600 m/hr
dTimEnd: 2013-09-07T00:30:00+02:00
dTimStart: 2013-09-07T00:00:00+02:00
md: 1600
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pulled out of hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 1600m MD to 386m MD at 1 min/stand.

Average pulling speed: 620 m/hr
dTimEnd: 2013-09-07T02:30:00+02:00
dTimStart: 2013-09-07T00:30:00+02:00
md: 386
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed flowcheck prior to pull bottom hole assembly through BOP for 15 minutes - well static.

Meanwhlie: Performed prejob meeting prior to brake out and lay down 8 1/2" bottom hole assembly.
dTimEnd: 2013-09-07T02:45:00+02:00
dTimStart: 2013-09-07T02:30:00+02:00
md: 386
phase: fixed
proprietaryCode: drilling -- pressure detection
state: ok
stateDetailActivity: success
comments: Pulled out and laid down 8 1/2" bottom hole assembly to 47m MD. Removed radioactive sources.
dTimEnd: 2013-09-07T06:30:00+02:00
dTimStart: 2013-09-07T02:45:00+02:00
md: 47
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Downloaded MWD tools.
dTimEnd: 2013-09-07T08:00:00+02:00
dTimStart: 2013-09-07T06:30:00+02:00
md: 47
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pulled out and laid down 8 1/2" bottom hole assembly from 47m MD to deck.
dTimEnd: 2013-09-07T09:00:00+02:00
dTimStart: 2013-09-07T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed excess equipment from drill floor. Cleaned and cleared rig floor.
dTimEnd: 2013-09-07T10:00:00+02:00
dTimStart: 2013-09-07T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to rig up to run 7" liner.
dTimEnd: 2013-09-07T10:15:00+02:00
dTimStart: 2013-09-07T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged up to run 7" liner.
dTimEnd: 2013-09-07T11:45:00+02:00
dTimStart: 2013-09-07T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Moved rollers and connected hydraulic power.

Meanwhile: Serviced travelling block and dolly.
dTimEnd: 2013-09-07T12:45:00+02:00
dTimStart: 2013-09-07T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to run 7" liner.
dTimEnd: 2013-09-07T13:00:00+02:00
dTimStart: 2013-09-07T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Picked up and made up FMS. Picked up shoe to rotary. Verified floats by hosing water through it. Picked up and made up 3 x intermediate joints and landing collar pup to 60m MD. 
Crane used for picking up shoe track joints due to hydraulic leak on catwalk.
dTimEnd: 2013-09-07T16:00:00+02:00
dTimStart: 2013-09-07T13:00:00+02:00
md: 60
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 7" liner from 60m MD to 334m MD. Filled liner every 5th joint.
dTimEnd: 2013-09-07T19:30:00+02:00
dTimStart: 2013-09-07T16:00:00+02:00
md: 334
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Experienced problems with casing tong guide arm. Not possible to retract due to faulty shuttle valve. Attempted to repair shuttle valve - no go. Continued in manual mode.
dTimEnd: 2013-09-07T20:15:00+02:00
dTimStart: 2013-09-07T19:30:00+02:00
md: 334
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Ran 7" liner from 334m MD to 474m MD. Filled liner every 5th joint.
dTimEnd: 2013-09-07T22:00:00+02:00
dTimStart: 2013-09-07T20:15:00+02:00
md: 474
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed handling equipment and removed power rollers.

Meanwhile: Performed prejob meeting prior to pick up and make up 7" liner hanger assembly.
dTimEnd: 2013-09-07T22:15:00+02:00
dTimStart: 2013-09-07T22:00:00+02:00
md: 474
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Broke out and laid down fill up crossover. Picked up 7" liner hanger assembly. Made up and installed ball seat and wiper plugs.
dTimEnd: 2013-09-08T00:00:00+02:00
dTimStart: 2013-09-07T22:15:00+02:00
md: 474
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: