Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-27T00:00:00+01:00 to 2009-02-28T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-28T00:00:00+01:00
dTimDiaHoleStart: 2009-02-27T06:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Complete installation of flow line. Pressure test XMT. Rig up WL riser and BOP's and test same. Complete commission XMT.
hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 40
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: Installed Spacer spool and XMT. Installed flow line spool, started installation of flow line. 
tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Held tool box talk prior to move the BOP.

dTimEnd: 2009-02-27T00:15:00+01:00
dTimStart: 2009-02-27T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Released NT2 connector from lower riser.

dTimEnd: 2009-02-27T01:00:00+01:00
dTimStart: 2009-02-27T00:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Moved the BOP from well centre to test stump.

dTimEnd: 2009-02-27T01:45:00+01:00
dTimStart: 2009-02-27T01:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged down scaffolding around lower riser.

dTimEnd: 2009-02-27T02:15:00+01:00
dTimStart: 2009-02-27T01:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to remove lower riser.

dTimEnd: 2009-02-27T02:30:00+01:00
dTimStart: 2009-02-27T02:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed special tool to PRS and removed outer ring and master bushings.

dTimEnd: 2009-02-27T02:45:00+01:00
dTimStart: 2009-02-27T02:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Hook slings into lower riser and took weight of 2MT. Released lower riser connector.

dTimEnd: 2009-02-27T03:00:00+01:00
dTimStart: 2009-02-27T02:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled lower riser to surface. Retracted block and installed outer ring and master bushings.

dTimEnd: 2009-02-27T03:15:00+01:00
dTimStart: 2009-02-27T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Laid out lower riser joint.

dTimEnd: 2009-02-27T03:45:00+01:00
dTimStart: 2009-02-27T03:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed communication collar and unwrapped control lines as required. Started feeding control lines through dedicated ports in wellhead. Meanwhile prepared to install spool piece.
dTimEnd: 2009-02-27T06:00:00+01:00
dTimStart: 2009-02-27T03:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Fitted graphoil seals and started feeding control lines through dedicated ports in wellhead. Meanwhile prepared to install Spacer Spool.

dTimEnd: 2009-02-27T07:45:00+01:00
dTimStart: 2009-02-27T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed dart by hand in BPV in TH.

dTimEnd: 2009-02-27T08:00:00+01:00
dTimStart: 2009-02-27T07:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed VG137 seal ring on top of Multi Bowl and VG 63 seal ring on top on the Tubing Hanger. Filled void with oil. Lowered the Spacer Spool down from the rig floor. Installed Spacer Spool on Wellhead. Made up the locking dogs and the actuation screws.

dTimEnd: 2009-02-27T09:30:00+01:00
dTimStart: 2009-02-27T08:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Energized BT seal with plastic according to Vetco procedure, pressured up to 5000 psi, stabilized pressure, bled off to 500 psi. 

dTimEnd: 2009-02-27T10:30:00+01:00
dTimStart: 2009-02-27T09:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Tested the tubing hanger void, grafoil seals and BT seals 35 bars 5 min and 345 bars 15 min. Checked communication to the Well Dynamic DHPG.

dTimEnd: 2009-02-27T12:00:00+01:00
dTimStart: 2009-02-27T10:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Completed control line termination on WH. Installed chemical injection line, DHSV and ASV control line exit blocks.

dTimEnd: 2009-02-27T13:00:00+01:00
dTimStart: 2009-02-27T12:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and rigged up primary and back up lift lines to XMT. Lowered XMT down to Weather deck hatches.

dTimEnd: 2009-02-27T13:45:00+01:00
dTimStart: 2009-02-27T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed two hatches and support beam.

dTimEnd: 2009-02-27T14:45:00+01:00
dTimStart: 2009-02-27T13:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Fine tuned XMT lifting gear. Lowered the XMT and land off on spacer spool.

dTimEnd: 2009-02-27T15:30:00+01:00
dTimStart: 2009-02-27T14:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed Grey lock clamps and torqued up.

dTimEnd: 2009-02-27T16:45:00+01:00
dTimStart: 2009-02-27T15:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Retrieved lifting gear back to rig floor. Removed XMT lift cap with tugger.

dTimEnd: 2009-02-27T17:00:00+01:00
dTimStart: 2009-02-27T16:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed hatch and support beam.

dTimEnd: 2009-02-27T17:45:00+01:00
dTimStart: 2009-02-27T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested BOT control line exit blocks for DHSV and ASV to 570bars 15 min. 

Parallel activity: 
Prepared to change calliper brakes on AFT PRS
Continued with house keeping.
dTimEnd: 2009-02-27T19:30:00+01:00
dTimStart: 2009-02-27T17:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Well Dynamics installed DHPG line exit block. Terminated the gauge cable in the well head. Pressure tested the gauge exit block connection to 345 bars 10 min. Rigged up to install flow line spool and flow line at WH.

Parallel activity: 
Continued to prepared to change out calliper brakes on PRS.                          

dTimEnd: 2009-02-27T22:30:00+01:00
dTimStart: 2009-02-27T19:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued rigging and installation of flow line spool and flow line at WH.

Parallel activity:
Started changing out calliper brakes on AFT PRS. 
Pressure tested WL BOP's on stump 345 bars 10 min.

dTimEnd: 2009-02-28T00:00:00+01:00
dTimStart: 2009-02-27T22:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: