Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2010-09-13T00:00:00+02:00 to 2010-09-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2010-09-14T00:00:00+02:00
dTimDiaHoleStart: 2010-09-10T15:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Perform RST logging as per program.

Expected status at 06:00 hrs: Logging 2nd IC pass.
hpht: 0
md: -999.99
mdCsgLast: 3695
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 4
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Performed PLT logging as per program.
tightWell: 0
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to RIH with PLT/ RST logging tool and tractor at 10 m/ min. Increased speed to 20 m/ min at 300 m MDRKB.
dTimEnd: 2010-09-13T00:15:00+02:00
dTimStart: 2010-09-13T00:00:00+02:00
md: 450
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Stopped at 450 m MDRKB and powered up minitron and checked tools.
dTimEnd: 2010-09-13T00:30:00+02:00
dTimStart: 2010-09-13T00:15:00+02:00
md: 450
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued to RIH with PLT/ RST logging tools and tractor at 40 m/ min.
dTimEnd: 2010-09-13T02:00:00+02:00
dTimStart: 2010-09-13T00:30:00+02:00
md: 2556
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed depth correlation across interval 2556 - 2675 m MDRKB.
dTimEnd: 2010-09-13T02:15:00+02:00
dTimStart: 2010-09-13T02:00:00+02:00
md: 2675
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Positioned PLT at P/T sensors in DHG at 2542 m MDRKB. PLT readings: 4242,9 psi (292,55 bar), 102 deg C. DHG readings: 292,56 bar, 102,22 Deg C.
dTimEnd: 2010-09-13T02:30:00+02:00
dTimStart: 2010-09-13T02:15:00+02:00
md: 2542
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed spinner calibration across interval 2850-2900 m MDRKB at 10, 20, 30 and 40 m/ min up/down.
dTimEnd: 2010-09-13T03:30:00+02:00
dTimStart: 2010-09-13T02:30:00+02:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Verified inline and full bore spinner calibration and positioned full bore spinner at 2900 m MDRKB. SIWHP 74,9 bar, DHP 292,59 bar, DHT 102,14 deg C.
dTimEnd: 2010-09-13T04:00:00+02:00
dTimStart: 2010-09-13T03:30:00+02:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Equalized and opened PWV.
dTimEnd: 2010-09-13T04:30:00+02:00
dTimStart: 2010-09-13T04:00:00+02:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Started to bean up well to test separator. At 06:00 hrs: Choke 19%, FWHP 64 bar, DHP 285,3 bar, DHT 105,6 deg C.
dTimEnd: 2010-09-13T06:00:00+02:00
dTimStart: 2010-09-13T04:30:00+02:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued beaning up well until choke size at 40,2 %. Stabilized flow rate at appr. 5200 Sm³/d.
dTimEnd: 2010-09-13T10:15:00+02:00
dTimStart: 2010-09-13T06:00:00+02:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH 30 m and tool string stopped. Started tractor and RIH to 3380 m. Logged flowing up-passes with PLT tools between 3380 and 2970 m at 10/20/30/40 m/min. Tractored down each time. Took stationary readings at 3200, 3040 and 2970 m. Positioned tool string with full bore spinner at 2900 m.
dTimEnd: 2010-09-13T15:00:00+02:00
dTimStart: 2010-09-13T10:15:00+02:00
md: 3380
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Choked back flow rate to 3300 Sm³/d and stabilized.
dTimEnd: 2010-09-13T17:00:00+02:00
dTimStart: 2010-09-13T15:00:00+02:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Started tractor and RIH to 3380 m. Logged flowing up-passes with PLT tools between 3380 and 2970 m at 10/20/30/40 m/min. Tractored down each time. Took stationary readings at 3200, 3040 and 2970 m. Positioned tool string with full bore spinner at 2900 m.
dTimEnd: 2010-09-13T21:30:00+02:00
dTimStart: 2010-09-13T17:00:00+02:00
md: 3380
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Choked back flow rate to 1800 Sm³/d and stabilized.
dTimEnd: 2010-09-13T23:30:00+02:00
dTimStart: 2010-09-13T21:30:00+02:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Started tractor and RIH to 3380 m.
dTimEnd: 2010-09-14T00:00:00+02:00
dTimStart: 2010-09-13T23:30:00+02:00
md: 3380
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: