Daily Drilling Report
Well: NO 15/9-F-7
Report period: 2007-09-27T00:00:00+02:00 to 2007-09-28T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-05-01T00:00:00+02:00
dateDrillComplete: 2007-10-04
daysBehind: 4.2
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-09-28T00:00:00+02:00
dTimDiaHoleStart: 2007-09-21T13:45:00+02:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Change out casing handling equipment to DP handling equipment. RIH and install 18 3/4" well head. Cement 13 3/8" casing. Start to run production riser.
hpht: 0
md: 915
mdCsgLast: 202
mdDiaHoleStart: 210
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 14
ropCurrent: -999.99
strengthForm: 0
sum24Hr: RIH with 13 3/8" casing from surface to 773m.
tightWell: 0
tvd: 911
tvdCsgLast: 202
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-09-27T22:00:00+02:00
density: 1.05
locationSample: Reserve pit
md: -999.99
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 115
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued laying out 17 1/2" BHA. Cleaned and cleared drill floor. Meanwhile prepared tugger for removing funnel.
dTimEnd: 2007-09-27T02:30:00+02:00
dTimStart: 2007-09-27T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RU for running 20 x 13 3/8" casing. Changed elevators and bails. Installed x-overs to Peak circ tool and installed flex hose.
dTimEnd: 2007-09-27T06:00:00+02:00
dTimStart: 2007-09-27T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued rigging up surface equipment prior to run 13 3/8" casing. Cleared and cleaned rig floor for casing running. Odfjell rigged up casing tong.
dTimEnd: 2007-09-27T08:15:00+02:00
dTimStart: 2007-09-27T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to running 13 3/8" casing
dTimEnd: 2007-09-27T08:30:00+02:00
dTimStart: 2007-09-27T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up and made up shoe joint, intermediate and landing collar joint and Baker locked same.
dTimEnd: 2007-09-27T10:00:00+02:00
dTimStart: 2007-09-27T08:30:00+02:00
md: 37
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Put on guide line on casing shoe, to assist the ROV for guiding the 13 3/8" casing into the 30" conductor.

dTimEnd: 2007-09-27T10:15:00+02:00
dTimStart: 2007-09-27T10:00:00+02:00
md: 37
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 13 3/8" casing from 37 m to 137 m, filling the pipe every 5th joint. Laid out 2 joints of pipe.
dTimEnd: 2007-09-27T15:00:00+02:00
dTimStart: 2007-09-27T10:15:00+02:00
md: 137
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: High pressure hose to port side pump of the ROV busted. ROV came out of the water, fixed busted hose and dived again.
dTimEnd: 2007-09-27T16:00:00+02:00
dTimStart: 2007-09-27T15:00:00+02:00
md: 137
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Had several attempts to enter the 30" conductor with the 13 3/8" casing shoe before entering. Tuggers on centralizer deck and the ROV were used for guiding the 13 3/8" casing into the 30" conductor.
dTimEnd: 2007-09-27T18:00:00+02:00
dTimStart: 2007-09-27T16:00:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH with 13 3/8" casing from 140 m to 536 m, filling the pipe every 5th joint.
dTimEnd: 2007-09-28T00:00:00+02:00
dTimStart: 2007-09-27T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: