Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-06-26T00:00:00+02:00 to 2016-06-27T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-06-27T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Circulate possible gas, flow check
- M/U and RIH w/ milling BHA, mill 10 3/4 subsea csg hanger
- M/U and RIH w/ spear
- Pull 10 3/4 x 9 5/8 csg

hpht: 0
md: -999.99
mdCsgLast: 4087.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 12
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Pulled MST seal
- Cut 10 3/4 surface tieback csg, pulled same
- Released tieback adaptor, pulled same
- RIH w/ perforation gun, perforated below 10 3/4 subsea csg hanger
tightWell: 0
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Run and landed out on MST ring, engaged as per GE instructions
dTimEnd: 2016-06-26T00:45:00+02:00
dTimStart: 2016-06-26T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Made up TDS, 75t overpull to pull mst seal.
dTimEnd: 2016-06-26T01:15:00+02:00
dTimStart: 2016-06-26T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with ret tool
dTimEnd: 2016-06-26T01:30:00+02:00
dTimStart: 2016-06-26T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed control lines, rigged down spooler, layed out retrieval tool.
dTimEnd: 2016-06-26T02:00:00+02:00
dTimStart: 2016-06-26T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Serviced drilling equipment
dTimEnd: 2016-06-26T02:30:00+02:00
dTimStart: 2016-06-26T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting/Brief/Debrief
dTimEnd: 2016-06-26T02:45:00+02:00
dTimStart: 2016-06-26T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Picked up cutter BHA and inspect same
dTimEnd: 2016-06-26T03:00:00+02:00
dTimStart: 2016-06-26T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Picked up sgl and RIH with cutter from 13m to 130m.
dTimEnd: 2016-06-26T03:15:00+02:00
dTimStart: 2016-06-26T03:00:00+02:00
md: 130
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Made up TDS and filled string
dTimEnd: 2016-06-26T03:30:00+02:00
dTimStart: 2016-06-26T03:15:00+02:00
md: 130
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Took parameters at 330 lpm, 29 bar,  400 lpm, 51 bar, up wt 74t,  dw wt 71t,,  free rot tq 5 knm,  Cut csg as per well bore instructions at 130m
dTimEnd: 2016-06-26T04:00:00+02:00
dTimStart: 2016-06-26T03:30:00+02:00
md: 130
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Pumped out of hole from 130m to 15m due to not enough weight below spear
dTimEnd: 2016-06-26T04:30:00+02:00
dTimStart: 2016-06-26T04:00:00+02:00
md: 15
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Engaged fish with the spear, POOH, csg hanger on surface, inspected same
dTimEnd: 2016-06-26T05:00:00+02:00
dTimStart: 2016-06-26T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: TBT for rigging up csg handling equipment
dTimEnd: 2016-06-26T05:15:00+02:00
dTimStart: 2016-06-26T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: R/U handling equipment
dTimEnd: 2016-06-26T07:00:00+02:00
dTimStart: 2016-06-26T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: TBT prior to pulling 10 3/4 tie back
dTimEnd: 2016-06-26T07:15:00+02:00
dTimStart: 2016-06-26T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Attempted to break first connection. No go. Torque too high to break. Remove slip guides for adjustable sub Assy to pass and pull up to next connection
dTimEnd: 2016-06-26T07:45:00+02:00
dTimStart: 2016-06-26T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH with 10 3/4 tie back to surface. Length of off cut 6.85m
dTimEnd: 2016-06-26T09:15:00+02:00
dTimStart: 2016-06-26T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: TBT for rigging down casing equipment
dTimEnd: 2016-06-26T09:30:00+02:00
dTimStart: 2016-06-26T09:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: R/D casing equipment. Install BX4 elevators
dTimEnd: 2016-06-26T10:15:00+02:00
dTimStart: 2016-06-26T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: TBT for running in hole with GE jetting sub and torque tool
dTimEnd: 2016-06-26T10:30:00+02:00
dTimStart: 2016-06-26T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up jetting sub with torque tool and XO 6 5/8 to 5 ½ FH  Made  up and run in hole laying out first single 5 ½ DP for space out. Checking torque on all connections
dTimEnd: 2016-06-26T11:15:00+02:00
dTimStart: 2016-06-26T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Washed down from 134m 1500lts / min 23 bar increasing to 33 bar stopped pumps and tag tie back Assy @140m
dTimEnd: 2016-06-26T11:45:00+02:00
dTimStart: 2016-06-26T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Released tie back w/ 3 turns. Tie back broke at 25 KNM
dTimEnd: 2016-06-26T12:00:00+02:00
dTimStart: 2016-06-26T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH and pick  up single 5 ½ DP back into string and lay out BHA to canteliver
dTimEnd: 2016-06-26T13:00:00+02:00
dTimStart: 2016-06-26T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up spear Assy from Canteliver and RIH from surface to 143m (land off point)
dTimEnd: 2016-06-26T14:15:00+02:00
dTimStart: 2016-06-26T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Tagged @ 143.48m bit depth with 3T, picked string up to neutral weight and turn string 4 turns LH to unscrew remaining threads on adaptor. Started mud pumps and pressured up to maintain minimum 15 bar. 1050lts/ min 16 Bar, picked up string to 140m and increased pump rate to maintain minimum 15 Bar pressure in string, 1170lts/ min 16 Bar,  picked up to 139m and increase pump rate to maintain minimum 15Bar pressure 1500lts/ min 20Bar
dTimEnd: 2016-06-26T14:45:00+02:00
dTimStart: 2016-06-26T14:15:00+02:00
md: 144
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Engaged spear and POOH. Fish not on spear
dTimEnd: 2016-06-26T15:45:00+02:00
dTimStart: 2016-06-26T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: GE and wellbore inspected tools. Wellbore tool found to be in release position due to LH turns in string to release well head adapter. Reset tool
dTimEnd: 2016-06-26T16:00:00+02:00
dTimStart: 2016-06-26T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: success
comments: RIH with spear assy. And engaged spear, 4T overpull observed
dTimEnd: 2016-06-26T16:45:00+02:00
dTimStart: 2016-06-26T16:00:00+02:00
md: 144
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: success
comments: POOH with spear assy. Fish not on spear.
dTimEnd: 2016-06-26T17:15:00+02:00
dTimStart: 2016-06-26T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: success
comments: Inspected tool and reset. L/O spear assy
dTimEnd: 2016-06-26T18:00:00+02:00
dTimStart: 2016-06-26T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: success
comments: P/U assy with different type of spear (Itco spear w/ grapple), inspected and doped
dTimEnd: 2016-06-26T18:30:00+02:00
dTimStart: 2016-06-26T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: success
comments: Drill. Table top talked GAS procedure and experience transfer.
dTimEnd: 2016-06-26T19:00:00+02:00
dTimStart: 2016-06-26T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: TBT prior to running spear
dTimEnd: 2016-06-26T19:15:00+02:00
dTimStart: 2016-06-26T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: success
comments: RIH from RKB to 130m, Engaged fish and pulled free with 30t overpull. Pulled to surface, secured and disengaged fish
dTimEnd: 2016-06-26T20:30:00+02:00
dTimStart: 2016-06-26T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: success
comments: Layed out fish to deck, inspect and layed out spear
dTimEnd: 2016-06-26T21:00:00+02:00
dTimStart: 2016-06-26T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor of excess equipment
dTimEnd: 2016-06-26T21:15:00+02:00
dTimStart: 2016-06-26T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: TBT for picking up and running guns
dTimEnd: 2016-06-26T21:45:00+02:00
dTimStart: 2016-06-26T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: M/U gun BHA, changed dies in iron roughneck for some of connections
dTimEnd: 2016-06-26T23:30:00+02:00
dTimStart: 2016-06-26T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: RIH from RKB t0 130m, closed BOP and circulated with 200 lpm, 2 bar. to confirm line up
dTimEnd: 2016-06-27T00:00:00+02:00
dTimStart: 2016-06-26T23:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: