Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2016-09-18T00:00:00+02:00 to 2016-09-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-19T00:00:00+02:00
dTimDiaHoleStart: 2016-09-18T05:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Finish R/U and testing WL well control equipment
- Bullhead hydrocarbons into the well
- Install and test deep set barrier plug
- M/U WL cutter BHA and RIH
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Skidded cantilever onto slot F-11
- R/U WL equipment
- Attempted to pressure test lower WL riser and WL BOP
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Performed prejob meeting to skid cantilever
dTimEnd: 2016-09-18T06:00:00+02:00
dTimStart: 2016-09-18T05:45:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded cantilever onto F-11 slot, 3m to starboard
dTimEnd: 2016-09-18T06:30:00+02:00
dTimStart: 2016-09-18T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Performed after skid jobs and cleared in moon pool area
dTimEnd: 2016-09-18T07:00:00+02:00
dTimStart: 2016-09-18T06:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Removed production flow line from F11B. Meanwhile L/D HPDR to cantilever, R/D diverter chains and installed elevators, spotted WL equipment on rig floor, prepared for R/U manifolds and hoses to XT
dTimEnd: 2016-09-18T12:00:00+02:00
dTimStart: 2016-09-18T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Continued with preparations and R/U WL (started to R/U and check chicksan manifolds) . Meanwhile pressure tested blind flange on production wing valve
dTimEnd: 2016-09-18T13:00:00+02:00
dTimStart: 2016-09-18T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed the fox hole and started to lower the wire line BOP into moon pool, continued with R/U chicksan manifolds on X-mas tree.
dTimEnd: 2016-09-18T15:00:00+02:00
dTimStart: 2016-09-18T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U top hatches in the moon pool. Meanwhile continued with lowering the WL BOP and positioning in moon pool. Lowered hoses down to WL BOP
dTimEnd: 2016-09-18T18:00:00+02:00
dTimStart: 2016-09-18T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to remove XT cap and install lower riser and WL BOP
dTimEnd: 2016-09-18T18:15:00+02:00
dTimStart: 2016-09-18T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed XT cap and installed lower riser
dTimEnd: 2016-09-18T19:30:00+02:00
dTimStart: 2016-09-18T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to install WL BOP
dTimEnd: 2016-09-18T19:45:00+02:00
dTimStart: 2016-09-18T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted and installed WL BOP, installed hoses
dTimEnd: 2016-09-18T21:30:00+02:00
dTimStart: 2016-09-18T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pressure tested bleed off manifold. 20/345bar 5/10 min. Meanwhile P/U WL riser, performed housekeeping on rig floor, performed maintenance on gas trap in shaker
dTimEnd: 2016-09-18T23:00:00+02:00
dTimStart: 2016-09-18T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attempted to pressure test lower riser and WL BOP. Observed leak in the connection between lower riser and XT. Drained riser and lifted lower riser and WL BOP from XT. Secured work place.  Inspected connection. Observed scratches on the internal sealing face on the XT side
dTimEnd: 2016-09-19T00:00:00+02:00
dTimStart: 2016-09-18T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
Lithology and shows: