Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-16T00:00:00+02:00 to 2014-04-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-17T00:00:00+02:00
dTimDiaHoleStart: 2014-04-08T18:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with perforation assy #9.
Close in well and inflow test HMV/SV.
L/D tool string #9, P/U and M/U perforation assy #10.
RIH, correlate and perforate interval #10 3640 - 3658 m.
POOH and L/D tool string #10. 
P/U and M/U perforation assy #11.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 55
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RIH with perforation assy #8 on W/L to 3804 m.
Correlated and positioned guns. Perforated interval #8 3786 - 3804 m.
POOH and L/D tool string.
P/T wireline rig-up.
M/U perforation assy #9. RIH to 3800 m, correlated across interval and positioned guns.
Perforated interval #9 3768 - 3786 m.
POOH with perforation assy #9.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Filled riser with MEG. Equalized and opened DHSV, HMV and SV.
dTimEnd: 2014-04-16T00:45:00+02:00
dTimStart: 2014-04-16T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation assy #8 on WL with 30 m/min to 3240 m.
Toolstring stopped moving at 3240 m / 79 deg inclination.
dTimEnd: 2014-04-16T03:45:00+02:00
dTimStart: 2014-04-16T00:45:00+02:00
md: 3240
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation assy #8 on WL using tractor from 3240 m to 3610 m.
dTimEnd: 2014-04-16T04:30:00+02:00
dTimStart: 2014-04-16T03:45:00+02:00
md: 3610
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across pup joint "K" at 3588 m. DO=2,5 m.
dTimEnd: 2014-04-16T04:45:00+02:00
dTimStart: 2014-04-16T04:30:00+02:00
md: 3610
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ run #8 by gravity from 3610 m to 3815 m.
dTimEnd: 2014-04-16T05:15:00+02:00
dTimStart: 2014-04-16T04:45:00+02:00
md: 3815
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across perforation interval #8 3786 - 3804 m.
1st pass up for correlation, DO=+6 m.
2nd pass up, across pup joint "K".
3rd pass up, DO= +1 m.
4th pass up. DO= +0,4 m.
5 th pass up, DO= +0,5 m. Oriented guns while correlating.
Positioned gun with top shot at 3786 m.
dTimEnd: 2014-04-16T07:00:00+02:00
dTimStart: 2014-04-16T05:15:00+02:00
md: 3804
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval #8 3786 - 3804 m with WHP 41 bar. Lost 300 lbs surface tension.
dTimEnd: 2014-04-16T07:15:00+02:00
dTimStart: 2014-04-16T07:00:00+02:00
md: 3804
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH with run #8 from 3804 m to 300 m. Average pulling speed 26 m/min.  
Shut down SLB unit.
dTimEnd: 2014-04-16T09:30:00+02:00
dTimStart: 2014-04-16T07:15:00+02:00
md: 300
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Pulled tool string into catcher.
dTimEnd: 2014-04-16T09:45:00+02:00
dTimStart: 2014-04-16T09:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Closed well in as per procedure and bled down pressure. Inflow tested HMV and SV.
dTimEnd: 2014-04-16T11:15:00+02:00
dTimStart: 2014-04-16T09:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke lubricator. L/D perforation gun assy #8. All guns fired.
dTimEnd: 2014-04-16T12:00:00+02:00
dTimStart: 2014-04-16T11:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U lubricator and performed pressure test 20/250 bar 5/10 min on W/L rig up with tractor inside (Full test required after every 5th QTS test as per AWS procedure). Bled down into closed drain. Experienced two alarms from closed drain system while bleeding down. Production dept. emptied drain tank.
dTimEnd: 2014-04-16T15:00:00+02:00
dTimStart: 2014-04-16T12:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke lubricator and L/D used tractor.
dTimEnd: 2014-04-16T15:30:00+02:00
dTimStart: 2014-04-16T15:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: SLB tested new tractor for perforation run #9 on deck.
dTimEnd: 2014-04-16T16:00:00+02:00
dTimStart: 2014-04-16T15:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U BHA for run #9. Armed guns and M/U same to tool string.
dTimEnd: 2014-04-16T17:00:00+02:00
dTimStart: 2014-04-16T16:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U lubricator. Leak tested QTS to 20/250 bar 5/10 min. Opened well as per procedure.
dTimEnd: 2014-04-16T17:30:00+02:00
dTimStart: 2014-04-16T17:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ run #9 (perforation interval 3768 - 3786 m) w/ 4,5" OD guns by gravity from surface to 3240 m, WHP 43 bar. Average running speed 24 m/min.
dTimEnd: 2014-04-16T19:45:00+02:00
dTimStart: 2014-04-16T17:30:00+02:00
md: 3240
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with tractor activated from 3240 m to 3600 m.
dTimEnd: 2014-04-16T20:45:00+02:00
dTimStart: 2014-04-16T19:45:00+02:00
md: 3600
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Picked up and correlated across pup joint "K" at 3588 m.
dTimEnd: 2014-04-16T21:00:00+02:00
dTimStart: 2014-04-16T20:45:00+02:00
md: 3600
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ run #9 by gravity from 3600 m to 3800 m.
dTimEnd: 2014-04-16T21:15:00+02:00
dTimStart: 2014-04-16T21:00:00+02:00
md: 3800
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across perforation interval #9 3768 - 3786 m.
1st pass up for correlation across pup joint "K", DO=+1 m.
2nd pass up, across pup joint "K", DO= +1 m.
3rd pass up, DO= + 0,8 m.
4th pass up. DO= +0,3 m.
5 th pass up, DO= - 0,2 m. Oriented guns while correlating.
Positioned gun with top shot at 3768 m.
dTimEnd: 2014-04-16T22:45:00+02:00
dTimStart: 2014-04-16T21:15:00+02:00
md: 3786
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval #9 3768 - 3786 m with WHP 42 bar. Lost 300 lbs tension.
dTimEnd: 2014-04-16T23:00:00+02:00
dTimStart: 2014-04-16T22:45:00+02:00
md: 3786
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH w/ perforation run #9 from 3786 m to 1900 m. Average pulling speed 30 m/min.
dTimEnd: 2014-04-17T00:00:00+02:00
dTimStart: 2014-04-16T23:00:00+02:00
md: 1900
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: