Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-09T00:00:00+02:00 to 2013-10-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 1.1
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-10T00:00:00+02:00
dTimDiaHoleStart: 2013-10-06T12:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Punch tubing and POOH wiht W/L run #4.
L/D toolstring and R/D lubricator.
Circulate tubing and annulus to 1,21 sg OBM via choke line.
M/U run #5 (PLO), RIH same on S/L and lock open DHSV, POOH.
RIH w/ S/L run #6 and install shallow set EVO plug, pressure test same.
Remove Xmas tree and spacer spool.
Install surface riser joint and N/U BOP.
hpht: 0
md: 3049
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 51
ropCurrent: -999.99
sum24Hr: RIH with W/L run#3 USIT/CBL.
Performed USIT/CBL log in 7" liner from 3040 - 2742 m.
POOH and L/D run #3 toolstring.
R/D SLB add-on cable and R/U to run 5/16" e-line with pressure control equipment.
M/U W/L run #4 (tubing punch) and RIH with same to 2840 m.
tightWell: 0
tvdCsgLast: 3044
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-09T02:30:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
dTim: 2013-10-09T02:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
dTim: 2013-10-09T09:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 31
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 5.5
dTim: 2013-10-09T15:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 31
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: SLB tested primary and backup tools on deck.
Calibrated depth sensors.
Installed sheaves.
Meanwhile performed weekly maintenance on fwd and aft PRS.
Installed new cladding on drag chain.
Cleaned and tieded rig floor.
dTimEnd: 2013-10-09T03:00:00+02:00
dTimStart: 2013-10-09T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting for M/U toolstring and USIT/CBL run.
dTimEnd: 2013-10-09T03:15:00+02:00
dTimStart: 2013-10-09T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: M/U BHA for run #3 (USIT/CBL).
Zeroed tool and checked toolstring at surface.
Opened SV and HMV.
dTimEnd: 2013-10-09T04:30:00+02:00
dTimStart: 2013-10-09T03:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH w/ run #3 from surface to 3039 m.
dTimEnd: 2013-10-09T07:00:00+02:00
dTimStart: 2013-10-09T04:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Logged USIT/CBL across interval 3040 - 2742 m. Performed two repeat passes across same interval.
dTimEnd: 2013-10-09T08:30:00+02:00
dTimStart: 2013-10-09T07:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Waited on confirmation from town on log data quality.
dTimEnd: 2013-10-09T09:00:00+02:00
dTimStart: 2013-10-09T08:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH from 2742 m to surface. Average pulling speed 20 m/min.
dTimEnd: 2013-10-09T11:15:00+02:00
dTimStart: 2013-10-09T09:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed HMV and SV. Broke and L/D run #3 USIT/CBL toolstring.
dTimEnd: 2013-10-09T12:00:00+02:00
dTimStart: 2013-10-09T11:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: R/D SLB add-on cable from AWS unit.
Reconfigured AWS winch to run 5/16" e-line.
R/D pump-in sub with return hose.
dTimEnd: 2013-10-09T16:15:00+02:00
dTimStart: 2013-10-09T12:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: M/U weight bars to cable head, stabbed lubricator and M/U same. Lined up to test riser and lubricator.
dTimEnd: 2013-10-09T17:00:00+02:00
dTimStart: 2013-10-09T16:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Tested lubricator and W/L riser to 20/200 bar for 5/10 min using the cement unit.
dTimEnd: 2013-10-09T17:30:00+02:00
dTimStart: 2013-10-09T17:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Flushed riser and lubricator with nitrogen back to trip tank.
dTimEnd: 2013-10-09T18:15:00+02:00
dTimStart: 2013-10-09T17:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: SLB prepared toolstring on rig floor.
Rerouted lines to multibowl, lined up to test same.
dTimEnd: 2013-10-09T19:15:00+02:00
dTimStart: 2013-10-09T18:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: P/U and M/U BHA for run #4 (tubing punch).
Tested annular line-up to 20/200 bar for 5/10 min. Pressured up annulus to 5 bar.
dTimEnd: 2013-10-09T19:45:00+02:00
dTimStart: 2013-10-09T19:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: M/U lubricator and tested QTS to 200 bar for 10 min. Filled riser with cement unit via KWV.
dTimEnd: 2013-10-09T20:15:00+02:00
dTimStart: 2013-10-09T19:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Opened HMV and SV. RIH w/ run #4 (tubing punch) from surface to 250 m.
Lifted barriers and powered up SLB unit.
dTimEnd: 2013-10-09T20:30:00+02:00
dTimStart: 2013-10-09T20:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH w/ run #4 from 250 m to 2840 m.
dTimEnd: 2013-10-10T00:00:00+02:00
dTimStart: 2013-10-09T20:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: