Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-04T00:00:00+01:00 to 2014-02-05T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
daysBehind: 2.3
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-05T00:00:00+01:00
dTimDiaHoleStart: 2014-02-03T20:30:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Replace TDS service loop. Function test TDS.
RIH and set Safelock plug at 620 m. Pressure test same from below.
Displace riser to SW. POOH and pressure test plug from above.
Retrieve MS-T seal.
Prepare to and retrieve 10 3/4" surface tieback.
hpht: 0
md: 3147
mdCsgLast: 3090.1
mdDiaHoleStart: 3147
mdPlanned: -999.99
mdPlugTop: 3147
presTestType: formation integrity test
reportNo: 11
ropCurrent: -999.99
sum24Hr: Changed out torque encoder on TDS.
P/U and RIH with 9 5/8" Safelock plug to 587 m.
Replaced TDS service loop.
tightWell: 0
tvd: 2948
tvdCsgLast: 2895
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-04T21:00:00+01:00
density: 1.37
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 31
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 6.5
Pore pressure:
Survey stations:
Activities:
comments: Attempted to P/U first 2 7/8" joint from HTS. Unable to tilt and close center latch elevator, bail rotator not designed for this type of elevator. Evaluated different options. Attempted to tilt elevator using tugger. Unable to latch elevator. 
Discussed situation and decided to go ahead with TDS repair/change out of torque encoder.
dTimEnd: 2014-02-04T01:30:00+01:00
dTimStart: 2014-02-04T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Isolated TDS and drawworks.
dTimEnd: 2014-02-04T01:45:00+01:00
dTimStart: 2014-02-04T01:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Maersk technical team replaced torque encoder on TDS. 
De-isolated TDS and drawworks. Tested TDS, same fault occuring.
dTimEnd: 2014-02-04T05:30:00+01:00
dTimStart: 2014-02-04T01:45:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Installed BX elevators and changed inserts to 3 1/2".
dTimEnd: 2014-02-04T06:00:00+01:00
dTimStart: 2014-02-04T05:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Evaluated situation and way forward wrt to next operation. Discussed w/ onshore organisation.
dTimEnd: 2014-02-04T07:00:00+01:00
dTimStart: 2014-02-04T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Decided to repair TDS and prepare for production riser retrieval to meet upcoming weather window.
Maersk technical crew continued to test TDS and troubleshot fault.
dTimEnd: 2014-02-04T09:30:00+01:00
dTimStart: 2014-02-04T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Held TBT and R/D Weatherford equipment.
dTimEnd: 2014-02-04T10:15:00+01:00
dTimStart: 2014-02-04T09:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and RIH w/ 9 5/8" Safelock plug on 5 1/2" DP from surface to 587 m.
dTimEnd: 2014-02-04T12:30:00+01:00
dTimStart: 2014-02-04T10:15:00+01:00
md: 587
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U to change out TDS service loop. Removed service loop covers and isolated equipment.
Unspooled new service loop on rig floor.
dTimEnd: 2014-02-04T16:15:00+01:00
dTimStart: 2014-02-04T12:30:00+01:00
md: 587
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: R/U sheave and tugger up in derrick and lifted tools into derrick.
Disconnected service loop from monkey board level. Lowered same to rig floor.
dTimEnd: 2014-02-04T19:00:00+01:00
dTimStart: 2014-02-04T16:15:00+01:00
md: 587
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Replaced TDS service loop.
dTimEnd: 2014-02-05T00:00:00+01:00
dTimStart: 2014-02-04T19:00:00+01:00
md: 587
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
Lithology and shows: