Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-11-05T00:00:00+01:00 to 2013-11-06T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 10.3
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-11-06T00:00:00+01:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH and cut 13 3/8" casing.
Retrieve 13 3/8" casing.
hpht: 0
md: 2637
mdCsgLast: 2561.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 78
ropCurrent: -999.99
sum24Hr: Retrieved 10 3/4" casing.
Installed wear bushing.

tightWell: 0
tvdCsgLast: 2416.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-11-05T22:00:00+01:00
density: -999.99
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8.5
dTim: 2013-11-05T11:00:00+01:00
density: 1.25
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
Pore pressure:
Survey stations:
Activities:
comments: Rigged up flush mounted slips.
Transferred HTS rollers from FWD to AFT cantilever.
dTimEnd: 2013-11-05T00:45:00+01:00
dTimStart: 2013-11-05T00:00:00+01:00
md: 1396
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH with 10 3/4" casing from 1396 m to 1384 m.
dTimEnd: 2013-11-05T01:30:00+01:00
dTimStart: 2013-11-05T00:45:00+01:00
md: 1384
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Removed guide from flush mounted slips due collars hanging up.
dTimEnd: 2013-11-05T01:45:00+01:00
dTimStart: 2013-11-05T01:30:00+01:00
md: 1384
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH with 10 3/4" casing from 1384 m to 1373 m.
Observed gain in trip tank.
Investigated volumes, well in balance.
dTimEnd: 2013-11-05T03:15:00+01:00
dTimStart: 2013-11-05T01:45:00+01:00
md: 1373
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH with 10 3/4" casing from 1373 m to 1283 m.
Stopped due to problems with casing tong, not able to release grip.
dTimEnd: 2013-11-05T03:45:00+01:00
dTimStart: 2013-11-05T03:15:00+01:00
md: 1283
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Repaired casing tong.
dTimEnd: 2013-11-05T04:00:00+01:00
dTimStart: 2013-11-05T03:45:00+01:00
md: 1283
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: POOH with 10 3/4" casing from 1283 m to 1142 m.
Average pulling speed 5 joints/hr.
dTimEnd: 2013-11-05T07:00:00+01:00
dTimStart: 2013-11-05T04:00:00+01:00
md: 1142
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with oncoming crews.
dTimEnd: 2013-11-05T07:15:00+01:00
dTimStart: 2013-11-05T07:00:00+01:00
md: 1142
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Inspected equipment prior to use.

dTimEnd: 2013-11-05T07:30:00+01:00
dTimStart: 2013-11-05T07:15:00+01:00
md: 1142
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH with 10 3/4" casing from 1142 m to 552 m.
Average pulling speed 8,9 joints/hr.
Observed elevators out of alignment.
dTimEnd: 2013-11-05T14:30:00+01:00
dTimStart: 2013-11-05T07:30:00+01:00
md: 552
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Replaced U-bolt on TDS bail clamp.
dTimEnd: 2013-11-05T14:45:00+01:00
dTimStart: 2013-11-05T14:30:00+01:00
md: 552
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: POOH with 10 3/4" casing from 552 m to 207 m.
Average pulling speed 8,5 joints/hr.
dTimEnd: 2013-11-05T19:00:00+01:00
dTimStart: 2013-11-05T14:45:00+01:00
md: 207
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with oncoming crews.
dTimEnd: 2013-11-05T19:15:00+01:00
dTimStart: 2013-11-05T19:00:00+01:00
md: 207
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH with 10 3/4" casing from 207 m to surface.
Average pulling speed 9,5 joints/hr.
dTimEnd: 2013-11-05T21:00:00+01:00
dTimStart: 2013-11-05T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to rigging down handling equipment.

dTimEnd: 2013-11-05T21:15:00+01:00
dTimStart: 2013-11-05T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Rigged down handling equipment for 10 3/4" casing.
Cleaned and cleared rigfloor.
Broke out and laid down 10 3/4" spear.
dTimEnd: 2013-11-05T22:15:00+01:00
dTimStart: 2013-11-05T21:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to laying out spear assembly.
dTimEnd: 2013-11-05T22:30:00+01:00
dTimStart: 2013-11-05T22:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Broke out and laid down spear assembly.
dTimEnd: 2013-11-05T23:30:00+01:00
dTimStart: 2013-11-05T22:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to RIH with wearbushing.
dTimEnd: 2013-11-05T23:45:00+01:00
dTimStart: 2013-11-05T23:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up and RIH with wearbushing and jetsub assembly.
dTimEnd: 2013-11-06T00:00:00+01:00
dTimStart: 2013-11-05T23:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: