Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2015-02-03T00:00:00+01:00 to 2015-02-04T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
daysBehind: 3.6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-02-04T00:00:00+01:00
dTimDiaHoleStart: 2015-02-03T13:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: No operation on well F-9A
ESP workover on well F-7: N/D surface equipment. Install surface riser and diverter. Release tubing hanger and pull ESP assemblies on 7 5/8" tubing
hpht: 0
md: 1206
mdCsgLast: 1201
mdDiaHoleStart: 1206
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 9
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Spliced ESP cable below tubing hanger. RIH, landed and tested TH. Pulled diverter and surface riser. Installed tubing bonnet, spacer spool and ball valve. Commenced nippling up flowline. 
tightWell: 0
tvdCsgLast: 1012
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: M/U FAST sleeve to tubing hanger.
dTimEnd: 2015-02-03T00:30:00+01:00
dTimStart: 2015-02-03T00:00:00+01:00
md: 355
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT for removing compact spider.
dTimEnd: 2015-02-03T00:45:00+01:00
dTimStart: 2015-02-03T00:30:00+01:00
md: 355
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed compact spider and parked same in set back.
dTimEnd: 2015-02-03T01:00:00+01:00
dTimStart: 2015-02-03T00:45:00+01:00
md: 355
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with tubing hanger to working hight. Mounted penetrator in TH, measured cable cutting point. Disassembled penetrator and spaced out for cable splice.
dTimEnd: 2015-02-03T01:45:00+01:00
dTimStart: 2015-02-03T01:00:00+01:00
md: 355
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Electrically checked downhole system. Cut main cable and spooled back remaining ESP cable. Spliced cable to penetrator pigtails. Electrically checked system after splicing.
dTimEnd: 2015-02-03T07:00:00+01:00
dTimStart: 2015-02-03T01:45:00+01:00
md: 355
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT for RIH with tubing hanger
dTimEnd: 2015-02-03T07:45:00+01:00
dTimStart: 2015-02-03T07:00:00+01:00
md: 355
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/D Weatherford casing tong and moved same to set back. Removed Weatherford 7 5/8" tong from drill floor.
dTimEnd: 2015-02-03T08:30:00+01:00
dTimStart: 2015-02-03T07:45:00+01:00
md: 355
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with TH. M/U power penetrator to hanger. Installed cable clamps and adjusted cable to take out slack in same.
dTimEnd: 2015-02-03T09:00:00+01:00
dTimStart: 2015-02-03T08:30:00+01:00
md: 360
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Leak tested power penetrator to 69 bar / 10 min.
dTimEnd: 2015-02-03T10:15:00+01:00
dTimStart: 2015-02-03T09:00:00+01:00
md: 360
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed master bushings and RIH with tubing hanger.
dTimEnd: 2015-02-03T10:30:00+01:00
dTimStart: 2015-02-03T10:15:00+01:00
md: 366
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Troubleshot PRS. Repaired hydraulic fittings on forward PRS upper head.
dTimEnd: 2015-02-03T12:00:00+01:00
dTimStart: 2015-02-03T10:30:00+01:00
md: 366
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Recorded up/down weight 86 ton / 82 ton. RIH and landed tubing hanger. Sat down 10 ton.
dTimEnd: 2015-02-03T12:30:00+01:00
dTimStart: 2015-02-03T12:00:00+01:00
md: 380
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed electrical testing of ESP system through landing lead.
dTimEnd: 2015-02-03T12:45:00+01:00
dTimStart: 2015-02-03T12:30:00+01:00
md: 380
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected tubing hanger RT. POOH and L/D same.
dTimEnd: 2015-02-03T13:15:00+01:00
dTimStart: 2015-02-03T12:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT for pulling diverter.
dTimEnd: 2015-02-03T13:30:00+01:00
dTimStart: 2015-02-03T13:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed link adaptor and elevator. Installed chains and diverter bridle. Meanwhile bled down overshot.
dTimEnd: 2015-02-03T14:30:00+01:00
dTimStart: 2015-02-03T13:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleared drill floor. Pulled master bushings and prepared to pull diverter.
dTimEnd: 2015-02-03T15:00:00+01:00
dTimStart: 2015-02-03T14:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Stopped operation on drill floor due to exhaust fumes. Production switched over to generators and turned off turbines.
dTimEnd: 2015-02-03T15:15:00+01:00
dTimStart: 2015-02-03T15:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Pulled diverter and landed same off on set back.
dTimEnd: 2015-02-03T16:00:00+01:00
dTimStart: 2015-02-03T15:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U and attached slings from riser to chains. Removed tarp and nylon covers in moonpool. Meanwhile Production Dept shut-in adjacent wells according to SimOps procedure.
dTimEnd: 2015-02-03T16:30:00+01:00
dTimStart: 2015-02-03T16:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT for pulling riser.
dTimEnd: 2015-02-03T16:45:00+01:00
dTimStart: 2015-02-03T16:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected riser. Pulled same to surface and L/D on HTS.
dTimEnd: 2015-02-03T18:15:00+01:00
dTimStart: 2015-02-03T16:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared for running tubing bonnet and spacer spool through rotary on TDS.
dTimEnd: 2015-02-03T19:00:00+01:00
dTimStart: 2015-02-03T18:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for lowering tubing bonnet.
dTimEnd: 2015-02-03T19:30:00+01:00
dTimStart: 2015-02-03T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Lowered tubing bonnet with spacer spool through rotary and installed same on surface well head. Production Dept informed when heavy lift landed.
dTimEnd: 2015-02-03T20:00:00+01:00
dTimStart: 2015-02-03T19:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Leak tested penetrator seals in tubing bonnet to 69 bar / 10 min. Leak tested annulus insert valve to 69 bar / 10 min. Leak tested tubing bonnet cavety to 69 bar /10 min.
dTimEnd: 2015-02-03T22:30:00+01:00
dTimStart: 2015-02-03T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Installed ball valve. Commenced nippling up flowline.
dTimEnd: 2015-02-04T00:00:00+01:00
dTimStart: 2015-02-03T22:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: