Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-06-21T00:00:00+02:00 to 2016-06-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-06-22T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Pull tubing hanger
- Pull tubing from 2400 m
- RIH w/ cutter and EZSV (combined run)
- Cut 9 5/8" casing
- Set and pressure test EZSV
- Retrieve 10 3/4" Surface tie-back
- Punch below 10 3/4" subsea CH
- Mill 10 3/4" CH ID to 12 1/4"
- Pull 10 3/4" x 9 5/8" casing
hpht: 0
md: -999.99
mdCsgLast: 4087.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 7
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - N/U BOP
- Installed diverter
- Performed connector test
- R/U equipment for pulling tubing
- RIH w/ THRT
tightWell: 0
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued building scaffolding in moonpool
Meanwhile: Prepared equipment for BOP test
dTimEnd: 2016-06-21T00:45:00+02:00
dTimStart: 2016-06-21T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for removing motor from BOP crane to allow skidding BOP and for testing BOP.
dTimEnd: 2016-06-21T01:00:00+02:00
dTimStart: 2016-06-21T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed motor from BOP crane.
dTimEnd: 2016-06-21T02:00:00+02:00
dTimStart: 2016-06-21T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Tested MPR with 3 1/2" mandrel to 20/345 bar for 5/10min.
dTimEnd: 2016-06-21T03:00:00+02:00
dTimStart: 2016-06-21T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Tested kelly hose, upper and lower IBOPs to 20/345 bar for 5/10min.
Meanwhile: Prepared for skidding BOP over well center.
dTimEnd: 2016-06-21T05:45:00+02:00
dTimStart: 2016-06-21T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Skidded BOP over well center and soft landed same.
dTimEnd: 2016-06-21T07:00:00+02:00
dTimStart: 2016-06-21T05:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for M/U NT2 connector
dTimEnd: 2016-06-21T07:15:00+02:00
dTimStart: 2016-06-21T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Landed BOP on riser and confirmed NT2 connector landed correctly on riser.
M/U NT2 connector between BOP and riser.
Meanwhile: Performed TBT for testing kill manifold.
dTimEnd: 2016-06-21T10:30:00+02:00
dTimStart: 2016-06-21T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed tension cylinders on BOP.
Meanwhile: Prepared slick joint for running. Tested kill manifold to 20/345bar for 5/10min.
dTimEnd: 2016-06-21T14:15:00+02:00
dTimStart: 2016-06-21T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed slick joint
dTimEnd: 2016-06-21T15:30:00+02:00
dTimStart: 2016-06-21T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Secured rotary by installing master bushings and outer ring. R/U chain sling to diverter and moved same to well center
dTimEnd: 2016-06-21T16:00:00+02:00
dTimStart: 2016-06-21T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushings and outer ring to run diverter.
Ran diverter.
Meanwhile: Tested standpipe manifold to 20/345 bar for 5/10min.
dTimEnd: 2016-06-21T16:30:00+02:00
dTimStart: 2016-06-21T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Aligned BOP to diverter with tension cylinders and BOP carrier. Landed diverter.
dTimEnd: 2016-06-21T17:15:00+02:00
dTimStart: 2016-06-21T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed diverter lifting arrangement.
Meanwhile: M/U slick joint
dTimEnd: 2016-06-21T17:45:00+02:00
dTimStart: 2016-06-21T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D chain slings from TDS and installed elevator.
Pressure tested diverter to 103bar and overshot packer to 20 bar.
dTimEnd: 2016-06-21T18:30:00+02:00
dTimStart: 2016-06-21T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Filled riser with SW using rig pumps
dTimEnd: 2016-06-21T19:00:00+02:00
dTimStart: 2016-06-21T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT prior to work on fingerboard
dTimEnd: 2016-06-21T19:30:00+02:00
dTimStart: 2016-06-21T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for connector test
dTimEnd: 2016-06-21T19:45:00+02:00
dTimStart: 2016-06-21T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed connector test to 20/280 bar for 5/10 min
dTimEnd: 2016-06-21T20:30:00+02:00
dTimStart: 2016-06-21T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Adjusted fingerboad for 7in
dTimEnd: 2016-06-21T21:30:00+02:00
dTimStart: 2016-06-21T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for rigging up handling equipment
dTimEnd: 2016-06-21T21:45:00+02:00
dTimStart: 2016-06-21T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U handling equipment for pulling tubing
dTimEnd: 2016-06-22T00:00:00+02:00
dTimStart: 2016-06-21T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: