Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-10-05T00:00:00+02:00 to 2008-10-06T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-10-06T00:00:00+02:00
dTimDiaHoleStart: 2008-10-05T20:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RU external pumps and chicksan for frac job.
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Waited for supply boat to arrive with frac equipment.
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Top section of fwd PRS moved forward (along top-most track) until drive section released/broke off and fell over to the side, resting against the upper part of the derrick at midnight the 1. October on F-15S. 
F-5 frac job will be performed partly in parallell with Mærsk sorting out the situation with the fwd PRS.
dTimEnd: 2008-10-05T20:16:12+02:00
dTimStart: 2008-10-05T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Prepared ropes and equipment in derrick to be able to put fwd PRS back in position.

Meanwhile waited for supply boat to arrive with frac equipment. Continued to clear drill floor and perform general maintenance.
dTimEnd: 2008-10-05T22:00:00+02:00
dTimStart: 2008-10-05T20:16:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waiting for Westcon climbers to install ropes and equipment in derrick to be able to put fwd PRS back in position. 

Meanwhile cleared drill floor and performed general maintenance. Waited for supply boat to arrive with frac equipment.
dTimEnd: 2008-10-06T00:00:00+02:00
dTimStart: 2008-10-05T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
Lithology and shows: