Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2007-11-12T00:00:00+01:00 to 2007-11-13T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 4.9
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-11-13T00:00:00+01:00
dTimDiaHoleStart: 2007-11-06T22:45:00+01:00
diaHole: 36
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pump and displace 100 m3 of cement. Wait for the cement to set.
hpht: 0
md: 204
mdCsgLast: 251.7
mdDiaHoleStart: 145.7
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 8
ropCurrent: -999.99
strengthForm: 0
sum24Hr: WOW for visibility to improve on template. Engage hot-stab for centraliser system and operated the rams for F-14 and retracted same. Circulated SW at 250 lpm increased to 1000 lpm in 250 lpm steps. Still only returns coming out from F-7. Pumped 30 m³ 1.7 SG mud, 1000 lpm, 5.7 bars 85 MT string weight. Still only returns out from F-7. Picked up one meter with 120 MT and washed conductor back to setting depth, final string weight 76 MT. Total 20 m³ 1.7 SG mud pumped while washing down. Took digiquartz measurement to confirm correct setting depth of the 30" conductor.
tightWell: 0
tvd: 204
tvdCsgLast: 251.7
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-11-12T21:01:00+01:00
density: 1.4
locationSample: Reserve pit
md: 204
mudClass: oil based
presBopRating: 0
pv: 30
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10.5
dTim: 2007-11-12T20:00:00+01:00
density: 1.05
locationSample: Reserve pit
md: 203
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 111
yp: -999.99
Pore pressure:
dTim: 2007-11-13T00:00:00+01:00
equivalentMudWeight: 1.03
md: 197
readingKind: estimated
Survey stations:
Activities:
comments: Attempted to confirm dogs fully retracted with ROV, not possible due to bad visibility.
dTimEnd: 2007-11-12T01:00:00+01:00
dTimStart: 2007-11-12T00:00:00+01:00
md: 196.8
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: WOW for visibillity to improve on the template.
dTimEnd: 2007-11-12T03:00:00+01:00
dTimStart: 2007-11-12T01:00:00+01:00
md: 196.3
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Washed back to TD with conductor, 800 lpm.
dTimEnd: 2007-11-12T03:30:00+01:00
dTimStart: 2007-11-12T03:00:00+01:00
md: 196.8
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: WOW for visibility to improve on template.
dTimEnd: 2007-11-12T06:00:00+01:00
dTimStart: 2007-11-12T03:30:00+01:00
md: 196.8
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW for visibility to improve on template. Unable to engage hot-stab for centraliser rams. Damaged claw for ROV arm. Came to surface with ROV to repare claw, dived again with ROV.
dTimEnd: 2007-11-12T21:30:00+01:00
dTimStart: 2007-11-12T06:00:00+01:00
md: 197
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW for visibility to improve on template. Held meeting with essential personnel and went thought conductor cementing procedure.
dTimEnd: 2007-11-12T22:00:00+01:00
dTimStart: 2007-11-12T21:30:00+01:00
md: 197
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW for visibility to improve on template.
dTimEnd: 2007-11-12T23:15:00+01:00
dTimStart: 2007-11-12T22:00:00+01:00
md: 197
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW for visibility to improve on template. Meanwhile lined up and pressure tested the cement line to 100 bars. Stabbed hot-stab.

dTimEnd: 2007-11-13T00:00:00+01:00
dTimStart: 2007-11-12T23:15:00+01:00
md: 197
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: