Daily Drilling Report
Well: NO 15/9-F-7
Report period: 2007-10-09T00:00:00+02:00 to 2007-10-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-05-01T00:00:00+02:00
dateDrillComplete: 2007-10-04
daysBehind: 5.4
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-10-10T00:00:00+02:00
dTimDiaHoleStart: 2007-10-08T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: MU hanger FAST swivel assembly. Orient hanger and lock quick connector. Space out penetrator cable. Cut cable. Make splice. Install penetrator in hanger. Leak test between seals on penetrator. MU tubing hanger running tool. Prepare to land hanger. Run in and land hanger. Leak test. Nipple down diverter and surface riser. Install tubing bonnet, spacer spool and ball valve assembly. Leak test. Terminate cable. Install XMT
hpht: 0
md: 1085
mdCsgLast: 1062
mdDiaHoleStart: 1083
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 26
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Completed testing of the cabling to the ESP motor. RIH with ESP on 7 5/8" tubing from surface m to 760m. Installed cable clamps every joint. Laid out 4 joints. Checked the Phoenix connection every hours.
tightWell: 0
tvd: 1077
tvdCsgLast: 1056.7
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 139.7
Drilling fluid:
dTim: 2007-10-09T15:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 1083
mudClass: other
presBopRating: 0
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Installed hydraulic line to Phoenix Multisensor at motor and leak tested connection to 207 bars (3000 psi) 10 min.
dTimEnd: 2007-10-09T01:15:00+02:00
dTimStart: 2007-10-09T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Connected up the electrical cable to the motor and tested out same.
dTimEnd: 2007-10-09T06:00:00+02:00
dTimStart: 2007-10-09T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Continued testing of the cabling to the ESP motor.
dTimEnd: 2007-10-09T07:00:00+02:00
dTimStart: 2007-10-09T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Made up ¼" hydraulic line from Multisensor gauge to discharge pressure assembly. Leak tested 207 bar (3000 psi) for 10 minutes.
dTimEnd: 2007-10-09T07:45:00+02:00
dTimStart: 2007-10-09T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to run in hole with 7 5/8" tubing. Changed slips inserts to 7 5/8" inserts.
dTimEnd: 2007-10-09T08:30:00+02:00
dTimStart: 2007-10-09T07:45:00+02:00
md: 16
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up 7 5/8" casing and adjusted Odfjell casing tong.
dTimEnd: 2007-10-09T09:15:00+02:00
dTimStart: 2007-10-09T08:30:00+02:00
md: 16
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with ESP on 7 5/8" tubing from 16 m to 500 m. Installed cable clamps every joint. Laid out 4 joints.  Checked the Phoenix connection every hours.
dTimEnd: 2007-10-10T00:00:00+02:00
dTimStart: 2007-10-09T09:15:00+02:00
md: 500
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: