Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-05T00:00:00+01:00 to 2013-12-06T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-06T00:00:00+01:00
dTimDiaHoleStart: 2013-12-02T15:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Running in hole with 7" liner on 5 1/2" DP to 9 5/8" shoe. Record rotating torque and up/down weight. RIH with 7" liner on 5 1/2" DP to 1 stand above TD. Wash down last stand to 4685 m. space out. M/U cement head. Circulate btm's up and set hanger. Performing cement job on 7" liner. Pressure test liner, set PKR and pressure test same. Circulate out excess CMT. POOH with RT.
hpht: 0
md: 4685
mdCsgLast: 3294.7
mdDiaHoleStart: 4685
mdPlanned: -999.99
mdStrengthForm: 3302
presTestType: formation integrity test
reportNo: 26
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: R/D casing tong and changed handling equipment. RIH with 7" liner on 5 1/2" DP to 2889 m. Stopped operation due to high wind. WOW.
tightWell: 0
tvd: 3212.3
tvdStrengthForm: 2848
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-05T22:00:00+01:00
density: 1.32
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12.5
dTim: 2013-12-05T16:00:00+01:00
density: 1.32
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 13.5
dTim: 2013-12-05T03:00:00+01:00
density: 1.32
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12.5
Pore pressure:
Survey stations:
Activities:
comments: R/D casing tong.
dTimEnd: 2013-12-05T01:15:00+01:00
dTimStart: 2013-12-05T00:00:00+01:00
md: 1515
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Filled PBR with warter simultaneously circulated liner volume, 880 lpm, 60 bar according to weatherford instructions.
dTimEnd: 2013-12-05T02:00:00+01:00
dTimStart: 2013-12-05T01:15:00+01:00
md: 1515
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed PS-21 in rotary.
dTimEnd: 2013-12-05T02:15:00+01:00
dTimStart: 2013-12-05T02:00:00+01:00
md: 1515
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner on 5 1/2" HWDP from 1515 m to 1730 m. Average running rate 7 stands/hr.
dTimEnd: 2013-12-05T03:00:00+01:00
dTimStart: 2013-12-05T02:15:00+01:00
md: 1730
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Filled pipe.
dTimEnd: 2013-12-05T03:15:00+01:00
dTimStart: 2013-12-05T03:00:00+01:00
md: 1730
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner on 5 1/2" DP from 1730 m to 2560 m. Filled every 5th stands. Average running rate 7,5 stands/hr.
dTimEnd: 2013-12-05T06:00:00+01:00
dTimStart: 2013-12-05T03:15:00+01:00
md: 2560
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner on 5 1/2" DP from 2560 m to 2889 m. Filled every 5th stands. Average running rate 6,5 stands/hr.
dTimEnd: 2013-12-05T07:15:00+01:00
dTimStart: 2013-12-05T06:00:00+01:00
md: 2889
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Waited on weather.
Connected TDS to drill string. Broke circulation, circulated 1x liner volume 30 m3 with 440 ltr, 55 bar. Recordet rotating torque with 20 rpm, 15 kNm, 150 ton. Took up/down weight, 180/130 ton.
dTimEnd: 2013-12-05T09:00:00+01:00
dTimStart: 2013-12-05T07:15:00+01:00
md: 2889
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather.
Monitored well on trip tank. Broke circulation every 2 hrs.
Pressure tested mud hoses.
Housekeeping in sack store and heavy tool store.
Electrician inspected Drawworks.
Cleaned in pump room and pit room.
Crew partake in E-learning course.

dTimEnd: 2013-12-05T21:00:00+01:00
dTimStart: 2013-12-05T09:00:00+01:00
md: 2889
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather. 
Established circulation with 450 lpm, 55 bar. Circulated and conditioned mud prior to RIH with liner. Circulated 1x btm's up.
dTimEnd: 2013-12-06T00:00:00+01:00
dTimStart: 2013-12-05T21:00:00+01:00
md: 2889
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: