Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2007-07-05T00:00:00+02:00 to 2007-07-06T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
daysBehind: 4.6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-07-06T00:00:00+02:00
dTimDiaHoleStart: 2007-07-05T14:15:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drill 26" hole from 280m to estimated 800m.
hpht: 0
md: 1353
mdCsgLast: 251
mdDiaHoleStart: 258
mdPlanned: -999.99
mdStrengthForm: 251
presTestType: formation integrity test
reportNo: 23
ropCurrent: -999.99
strengthForm: 1.2
sum24Hr: POOH w/ cmt stinger. Installed CTS funnel. M/U 26" BHA RIH same. Held tool box meeting one std above cmt plug. RIH tagged cmt plug at 257m. Drilled from 257m to 280m.  
tightWell: 0
tvd: 1353
tvdCsgLast: 251
tvdStrengthForm: 251
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-07-05T22:00:00+02:00
density: 1.05
locationSample: Reserve pit
md: 251
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 200
yp: -999.99
Pore pressure:
dTim: 2007-07-06T00:00:00+02:00
equivalentMudWeight: 1.03
md: 280
readingKind: estimated
Survey stations:
Activities:
comments: Crossed over to 5 1/2" DP and continued MU and RIH with cement stinger. Installed side-entry sub with Lo-torque valve.
dTimEnd: 2007-07-05T01:30:00+02:00
dTimStart: 2007-07-05T00:00:00+02:00
md: 795
phase: fixed
proprietaryCode: drilling -- wait
state: ok
stateDetailActivity: success
comments: Pumped btms up to clean well. Meanwhile held pre-job meeting with crew before cement job.
dTimEnd: 2007-07-05T02:00:00+02:00
dTimStart: 2007-07-05T01:30:00+02:00
md: 795
phase: fixed
proprietaryCode: drilling -- wait
state: ok
stateDetailActivity: success
comments: Cemented plug #3 from 794 m  to 521 m RKB: Mixed and pumped, 800 lpm/26 bar, 12,0 m3 1.90 SG "G" cement slurry and displaced with 2.5 m3 seawater using rig pumps, 1500 lpm/ 1 bar, 50 rpm/1-2 kNm. POOH to 516 m, dropped sponge ball and circulated 1.2 m3 hole volume with seawater, 2200 lpm/45 bar. PU to 515 m.
dTimEnd: 2007-07-05T05:00:00+02:00
dTimStart: 2007-07-05T02:00:00+02:00
md: 516
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cemented plug #4 from 515 m  to 249 m RKB: Mixed and pumped, 800 lpm/21 bar, 16,6 m3 1.95 SG neat  "G" cement slurry and displaced with 0.5 m3 seawater using cement unit, 1000 lpm/ 27 bar. POOH to 374 m.
dTimEnd: 2007-07-05T06:00:00+02:00
dTimStart: 2007-07-05T05:00:00+02:00
md: 374
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued POOH w/ cmt stinger from 374m to 249 m. Dropped 2 sponge balls and circulated 1.2 m3 hole volume with seawater, 2200 lpm/45 bar. POOH
dTimEnd: 2007-07-05T09:00:00+02:00
dTimStart: 2007-07-05T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Laid out cmt assembly.
dTimEnd: 2007-07-05T09:30:00+02:00
dTimStart: 2007-07-05T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed out wash pipe and tested same to 275 bars. Meanwhile ROV repaired damage on 30" housing.
dTimEnd: 2007-07-05T11:15:00+02:00
dTimStart: 2007-07-05T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Held tool box meeting prior to Slip and Cut Drill line
dTimEnd: 2007-07-05T11:45:00+02:00
dTimStart: 2007-07-05T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Slip and Cut drill line.
dTimEnd: 2007-07-05T14:15:00+02:00
dTimStart: 2007-07-05T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Moved CTS funnel from F-4 to F-12, and installed hose.
dTimEnd: 2007-07-05T15:45:00+02:00
dTimStart: 2007-07-05T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Held tool box meeting prior to pick up 26" BHA and R/U for making up 26" BHA.
dTimEnd: 2007-07-05T17:00:00+02:00
dTimStart: 2007-07-05T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up 26" Bit and motor assy. RIH same.
dTimEnd: 2007-07-05T17:30:00+02:00
dTimStart: 2007-07-05T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Terminated operation due to Siemens uploading of Software
dTimEnd: 2007-07-05T20:30:00+02:00
dTimStart: 2007-07-05T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- wait
state: ok
stateDetailActivity: success
comments: Helicopter operation, no crane available. Meanwhile greased TDS and Dolly.
dTimEnd: 2007-07-05T21:30:00+02:00
dTimStart: 2007-07-05T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Continued M/U 26" BHA. Had to use Rig tongs to M/U 17 1/4" stabilizer. Performed tool box meeting prior to M/U 17 1/4" stabilizer.
dTimEnd: 2007-07-06T00:00:00+02:00
dTimStart: 2007-07-05T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: