Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-09-12T00:00:00+02:00 to 2013-09-13T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-09-13T00:00:00+02:00
dTimDiaHoleStart: 2013-09-12T18:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rig up to pull high pressure drilling riser.
Rig down tensioning ring and cylinders.
Pull high pressure drilling riser.
hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 14
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Jetted BOP and riser with seawater.
Installed Safelock plug at 607m MD.
Pressure tested Safelock plug to 345 bar from below and above.
Pulled 10 3/4" wearbushing.
Performed 9.5" drift run to 575m MD.
Installed lockdown assembly.
Nippled down diverter, slick joint and moved BOP to carrier.
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-09-12T20:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Jetted BOP and riser from 139m MD to 15m MD.
dTimEnd: 2013-09-12T00:45:00+02:00
dTimStart: 2013-09-12T00:00:00+02:00
md: 173
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Broke out and laid down magnetosweep, jetting sub and crossover to cantilever.
dTimEnd: 2013-09-12T01:15:00+02:00
dTimStart: 2013-09-12T00:45:00+02:00
md: 173
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled out of hole with well protector and crossover on 5 1/2" drill pipe from 173m MD. Broke out well protector and crossover and laid down same to cantilever.
dTimEnd: 2013-09-12T02:15:00+02:00
dTimStart: 2013-09-12T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up and made up Safelock plug.
dTimEnd: 2013-09-12T02:45:00+02:00
dTimStart: 2013-09-12T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Ran in hole with Safelock plug on 5 1/2" heavy weight drill pipe to 120m MD.
dTimEnd: 2013-09-12T03:15:00+02:00
dTimStart: 2013-09-12T02:45:00+02:00
md: 120
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Ran in hole with Safelock plug on 5 1/2" drill pipe from 120m MD to 607m MD.
dTimEnd: 2013-09-12T05:00:00+02:00
dTimStart: 2013-09-12T03:15:00+02:00
md: 607
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to set Safelock plug.
dTimEnd: 2013-09-12T05:15:00+02:00
dTimStart: 2013-09-12T05:00:00+02:00
md: 607
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Established circulation with 1100 lpm and washed setting area from 605m MD to 609m MD.
dTimEnd: 2013-09-12T05:30:00+02:00
dTimStart: 2013-09-12T05:15:00+02:00
md: 607
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Set Safelock plug by rotating 20 turns clockwise and applying 20MTweight for 5 minutes. Verified plug set by pulling 10MT overpull.
dTimEnd: 2013-09-12T06:15:00+02:00
dTimStart: 2013-09-12T05:45:00+02:00
md: 607
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Lined up to cement unit. Pressured up to 30 bar with cement unit by pumping 100 liters of seawater. Volume used indicated open ball valve. Bled down pressure.
dTimEnd: 2013-09-12T06:30:00+02:00
dTimStart: 2013-09-12T06:15:00+02:00
md: 607
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Set down 2MT weight on Safelock plug and applied 6kNm torque to shear and close ball valve. Pressured up string to 30 bar using rig pumps. Rotated 1/2 turn clockwise and observed pressure drop.
dTimEnd: 2013-09-12T07:15:00+02:00
dTimStart: 2013-09-12T06:30:00+02:00
md: 607
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pressure tested Safelock plug from below to 345 bar for 10 minutes - ok. Pumped 1471 liters, bled 1463 liters back.
dTimEnd: 2013-09-12T07:45:00+02:00
dTimStart: 2013-09-12T07:00:00+02:00
md: 607
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Closed ball valve by rotating 1/2 turn anti-clockwise. Verified ball valve closed by pressuring string up to 345 bar and comparing volumes - ok. Released Safelock running tool.
dTimEnd: 2013-09-12T08:00:00+02:00
dTimStart: 2013-09-12T07:45:00+02:00
md: 607
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Spotted 5m3 high visc pill on top of Safelock plug and displaced same with 2000 lpm, 12 bar and 40rpm.
dTimEnd: 2013-09-12T08:15:00+02:00
dTimStart: 2013-09-12T08:00:00+02:00
md: 607
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pulled out of hole with Safelock running tool on 5 1/2" drill pipe from 607m MD to 140m MD.
dTimEnd: 2013-09-12T09:00:00+02:00
dTimStart: 2013-09-12T08:15:00+02:00
md: 140
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Displaced riser and BOP to seawater with 2200 lpm and 10 bar.
dTimEnd: 2013-09-12T09:30:00+02:00
dTimStart: 2013-09-12T09:00:00+02:00
md: 140
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pulled out of hole with Safelock running tool on 5 1/2" drill pipe from 140m MD. Laid out Safelock running tool to cantilever.
dTimEnd: 2013-09-12T10:00:00+02:00
dTimStart: 2013-09-12T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Closed shear ram. Pressure tested Safelock plug from above to 345 bar for 10 minutes. Pumped 723 liter, bled 723 liters back.
dTimEnd: 2013-09-12T10:30:00+02:00
dTimStart: 2013-09-12T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Cleaned and tidied rig floor.
dTimEnd: 2013-09-12T10:45:00+02:00
dTimStart: 2013-09-12T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Picked up and made up wearbushing retrieval tool and jet sub to 5 1/2" heavy weight drill pipe.
dTimEnd: 2013-09-12T11:00:00+02:00
dTimStart: 2013-09-12T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran in hole with wearbushing retrieval tool and jet sub to 139m MD. Jetted wellhead area with 1400 lpm and 8 bar.
dTimEnd: 2013-09-12T11:15:00+02:00
dTimStart: 2013-09-12T11:00:00+02:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed off with wearbushing retrieval tool with 5MT weight. Picked wearbushing free with 39MT overpull.
dTimEnd: 2013-09-12T12:00:00+02:00
dTimStart: 2013-09-12T11:15:00+02:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled out of hole with wearbushing from 139m MD. Laid out wearbushing to cantilever. Broke out and laid down wearbushing running tool to cantilever. Inspected wearbushing and found ID to 9.5".
dTimEnd: 2013-09-12T13:00:00+02:00
dTimStart: 2013-09-12T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up 9.5" drift and crossover to 5 1/2" drill pipe.
dTimEnd: 2013-09-12T13:15:00+02:00
dTimStart: 2013-09-12T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Ran in hole with 9.5" drift on 5 1/2" drill pipe to 575m MD - ok.
dTimEnd: 2013-09-12T14:30:00+02:00
dTimStart: 2013-09-12T13:15:00+02:00
md: 575
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Pulled out of hole with 9.5" drift on 5 1/2" drill pipe from 575m MD. Laid out same to cantilever.
dTimEnd: 2013-09-12T15:30:00+02:00
dTimStart: 2013-09-12T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: Picked up and made up lockdown sub.
dTimEnd: 2013-09-12T15:45:00+02:00
dTimStart: 2013-09-12T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran in hole with lockdown sub on heavy weight drill pipe to 139m MD. Installed lockdown sub by landing off with 7MT and rotating 4 1/2  turns clockwise. Observed drop to verify installed lock down assembly.
dTimEnd: 2013-09-12T16:45:00+02:00
dTimStart: 2013-09-12T15:45:00+02:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested lockdown sub to 207 bar for 10 minutes - ok. Pumped 262 liters, bled 260 liters back.
dTimEnd: 2013-09-12T17:15:00+02:00
dTimStart: 2013-09-12T16:45:00+02:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Applied 30MT overpull - ok. Rotated 5 turns clockwise to release running tool.
dTimEnd: 2013-09-12T17:30:00+02:00
dTimStart: 2013-09-12T17:15:00+02:00
md: 139
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled out of hole with lockdown assembly running tool from 139m MD, and laid down same to cantilever.
dTimEnd: 2013-09-12T18:00:00+02:00
dTimStart: 2013-09-12T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Bled down koomey-unit and prepared to pull diverter.

Meanwhile: Performed general maintanence.
dTimEnd: 2013-09-12T19:00:00+02:00
dTimStart: 2013-09-12T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to pull diverter element and slick joint.
dTimEnd: 2013-09-12T19:15:00+02:00
dTimStart: 2013-09-12T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pulled master bushings and outer ring and installed lift eyes to diverter. Pulled diverter and landed on set back.
dTimEnd: 2013-09-12T21:00:00+02:00
dTimStart: 2013-09-12T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pulled slick joint and landed in set back. Installed master bushings and ring.
dTimEnd: 2013-09-12T22:45:00+02:00
dTimStart: 2013-09-12T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to nipple down BOP.
dTimEnd: 2013-09-12T23:00:00+02:00
dTimStart: 2013-09-12T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Nippled down BOP.
dTimEnd: 2013-09-13T00:00:00+02:00
dTimStart: 2013-09-12T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: