Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-16T00:00:00+02:00 to 2008-06-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-17T00:00:00+02:00
dTimDiaHoleStart: 2008-06-15T15:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Set liner hanger. Circulate and cement 7" liner. Set packer. Circulate out excess cement. Release running tool, circulate and POOH. LD liner hanger running tool. Perform BOP cleaning run. 
hpht: 0
md: 3750
mdCsgLast: 2783.5
mdDiaHoleStart: 3750
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 62
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Continued RIH with 7" liner from 600m to 1068m. Made up 7" liner hanger/packer. Continued RIH with 7" liner hanger/packer on 5½" DP from 1092m to 3685m.


tightWell: 0
tvd: 3158.5
tvdCsgLast: 2728.3
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-16T04:00:00+02:00
density: 1.36
locationSample: Active pit
md: 3750
mudClass: oil based
presBopRating: 690
pv: 24
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8.5
dTim: 2008-06-16T14:00:00+02:00
density: 1.36
locationSample: Active pit
md: 3750
mudClass: oil based
presBopRating: 690
pv: 26
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8.5
dTim: 2008-06-16T22:00:00+02:00
density: 1.36
locationSample: Active pit
md: 3750
mudClass: oil based
presBopRating: 690
pv: 27
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8
Pore pressure:
dTim: 2008-06-17T00:00:00+02:00
equivalentMudWeight: 1.02
md: 3006
readingKind: measured
Survey stations:
Activities:
comments: Continued RIH with 7" liner from 217 to 553m. Filled every 5'th jnt. Trip time 90 m/hour. Had unexplainable minor gain.
dTimEnd: 2008-06-16T03:45:00+02:00
dTimStart: 2008-06-16T00:00:00+02:00
md: 553
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Flow checked well, well static.
dTimEnd: 2008-06-16T04:00:00+02:00
dTimStart: 2008-06-16T03:45:00+02:00
md: 553
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH with 7" liner from 553 to 600m. Filled every 5'th jnt. Trip time 82 m/hour. Simultaneously continued investigating the leakage. Found Overshot Packer leaking fluid and Koomy unit level dropped.
dTimEnd: 2008-06-16T04:30:00+02:00
dTimStart: 2008-06-16T04:00:00+02:00
md: 600
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool/SJA box talk and actuated the Overshot Packer mechanically. Tightened the 16 actuating screws with a max. torque 200 ft-lbs.
dTimEnd: 2008-06-16T06:00:00+02:00
dTimStart: 2008-06-16T04:30:00+02:00
md: 600
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: equipment failure
comments: Continued actuating the Overshot Packer mechanically. By tightened the 16 actuating screws with a max. torque 200 ft-lbs.  

dTimEnd: 2008-06-16T06:30:00+02:00
dTimStart: 2008-06-16T06:00:00+02:00
md: 600
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: equipment failure
comments: Continued RIH with 7" liner from 600m to 708m. filled every 5'th jnt. Trip time 54 m/hour.  

dTimEnd: 2008-06-16T08:30:00+02:00
dTimStart: 2008-06-16T06:30:00+02:00
md: 708
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Flow checked well, well static.

dTimEnd: 2008-06-16T08:45:00+02:00
dTimStart: 2008-06-16T08:30:00+02:00
md: 708
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH with 7" liner from 708m to 1068m. filled every 5'th jnt. Trip time 58 m/hour. 

dTimEnd: 2008-06-16T15:00:00+02:00
dTimStart: 2008-06-16T08:45:00+02:00
md: 1068
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to pick up Liner Hanger.

dTimEnd: 2008-06-16T15:15:00+02:00
dTimStart: 2008-06-16T15:00:00+02:00
md: 1068
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed to 5" DP handling equipment.

dTimEnd: 2008-06-16T15:30:00+02:00
dTimStart: 2008-06-16T15:15:00+02:00
md: 1068
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up and installed 7" liner hanger/packer assy according to Weatherford liner hanger procedure. Up/down weight 108/104 MT. Liner weight 36 MT.

dTimEnd: 2008-06-16T17:00:00+02:00
dTimStart: 2008-06-16T15:30:00+02:00
md: 1068
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed out FMS slips to PS-21 slips.

dTimEnd: 2008-06-16T17:30:00+02:00
dTimStart: 2008-06-16T17:00:00+02:00
md: 1068
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed radioactive pip tag blow 7" liner hanger/packer.

dTimEnd: 2008-06-16T17:45:00+02:00
dTimStart: 2008-06-16T17:30:00+02:00
md: 1068
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged down casing tong.

dTimEnd: 2008-06-16T18:00:00+02:00
dTimStart: 2008-06-16T17:45:00+02:00
md: 1082
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up and installed Weatherford x-over and pup jnt.

dTimEnd: 2008-06-16T18:15:00+02:00
dTimStart: 2008-06-16T18:00:00+02:00
md: 1082
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed to 5½" DP handling equipment.
dTimEnd: 2008-06-16T18:30:00+02:00
dTimStart: 2008-06-16T18:15:00+02:00
md: 1082
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed two 6m 5½" pup jnt's.

dTimEnd: 2008-06-16T19:00:00+02:00
dTimStart: 2008-06-16T18:30:00+02:00
md: 1082
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to trip in with 7" line on 5½" DP.

dTimEnd: 2008-06-16T19:15:00+02:00
dTimStart: 2008-06-16T19:00:00+02:00
md: 1082
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Checked surface equipment and prepared rig floor for RIH with 7" liner on 5½" DP.

dTimEnd: 2008-06-16T19:30:00+02:00
dTimStart: 2008-06-16T19:15:00+02:00
md: 1082
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Laid out one 6m pup jnt.

dTimEnd: 2008-06-16T19:45:00+02:00
dTimStart: 2008-06-16T19:30:00+02:00
md: 1076
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" line on 5½" DP from 1092m to 1294m. Restricted RIH speed when running through Surface and subsea well heads. Trip time 270 m/hour.

dTimEnd: 2008-06-16T20:30:00+02:00
dTimStart: 2008-06-16T19:45:00+02:00
md: 1294
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH with 7" line on 5½" DP from 1294m to 2222m. Filled every 5'th stand, duration for filling 10-15min. Trip time 338 m/hour. Iron roughneck spinner failed.

dTimEnd: 2008-06-16T23:15:00+02:00
dTimStart: 2008-06-16T20:30:00+02:00
md: 2222
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Found error in software. Cycled the Iron roughneck and re-booted the software.

dTimEnd: 2008-06-17T00:00:00+02:00
dTimStart: 2008-06-16T23:15:00+02:00
md: 2222
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
Lithology and shows: