Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-06-27T00:00:00+02:00 to 2016-06-28T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-06-28T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Finish milling 10 3/4 subsea csg hanger
- M/U and RIH w/ spear
- Pull 10 3/4 x 9 5/8 csg
hpht: 0
md: -999.99
mdCsgLast: 4087.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 13
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Perforated below 10 3/4in subsea csg hanger, circulate possible gas, flow checked
- M/U and RIH w/ milling BHA, started milling 10 3/4 subsea csg hanger
- Milled approximately 20 cm. Due to slow progress POOH to inspect mill
tightWell: 0
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Broke connection, dropped ball, RIH to firing depth. Perforated interval 141m - 147,4m
dTimEnd: 2016-06-27T00:15:00+02:00
dTimStart: 2016-06-27T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Closed BOP, lined via  fully open choke, pressured up string to 135 bar, observed shear
dTimEnd: 2016-06-27T00:30:00+02:00
dTimStart: 2016-06-27T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Circulated via poor boy to check for gas with 250 lpm, 1 bar. Pumped 2.3m3 to get stable returns
dTimEnd: 2016-06-27T01:15:00+02:00
dTimStart: 2016-06-27T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Flow check via choke
dTimEnd: 2016-06-27T01:45:00+02:00
dTimStart: 2016-06-27T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Opened BOP, lined up and flow checked on trip tank, well static
dTimEnd: 2016-06-27T02:15:00+02:00
dTimStart: 2016-06-27T01:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 148 m to 16m
dTimEnd: 2016-06-27T02:45:00+02:00
dTimStart: 2016-06-27T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Inspected and layed down BHA. All shots fired
dTimEnd: 2016-06-27T03:15:00+02:00
dTimStart: 2016-06-27T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Change handling gear back to 5.5 elevators and iron roughneck
dTimEnd: 2016-06-27T03:30:00+02:00
dTimStart: 2016-06-27T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: R/D perforation handling equipment and cleared rig floor.
dTimEnd: 2016-06-27T03:45:00+02:00
dTimStart: 2016-06-27T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Pickup milling BHA from cantilever, RIH from surface to 5m
dTimEnd: 2016-06-27T04:00:00+02:00
dTimStart: 2016-06-27T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting for handling milling BHA and rig tongs
dTimEnd: 2016-06-27T04:15:00+02:00
dTimStart: 2016-06-27T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: R/U tongs and M/U magnet to 68knm
dTimEnd: 2016-06-27T05:15:00+02:00
dTimStart: 2016-06-27T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: R/D rig tongs
dTimEnd: 2016-06-27T05:30:00+02:00
dTimStart: 2016-06-27T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Continued P/U milling BHA
dTimEnd: 2016-06-27T07:00:00+02:00
dTimStart: 2016-06-27T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: M/U TDS and fill pipe
dTimEnd: 2016-06-27T07:15:00+02:00
dTimStart: 2016-06-27T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Recorded parameters 2000lts/ min 5-7 bar. Up wt. 78T, down wt. 74T without rotation, free rotation torque with 80 rpm, 0-3 KNM, rotating weight 76T. Run in and tagged at 140.86m bit depth
dTimEnd: 2016-06-27T07:30:00+02:00
dTimStart: 2016-06-27T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Pulled up 1.5m, established parameters and commenced milling. 2000lts/ min 5-7 Bar, 80 RPM, 2-4 KNM, WOB 1.3T. Milled from 141.26m to 141.46m. Picked off bttm and spaced out due to leaking fittings on BOP
dTimEnd: 2016-06-27T15:30:00+02:00
dTimStart: 2016-06-27T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Repaired leaking fitting on BOP
dTimEnd: 2016-06-27T18:00:00+02:00
dTimStart: 2016-06-27T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Lineed up and started milling from 141.06m to 141.07m, 2000 lpm, 5 bar, 120 rpm, 5-15 knm
dTimEnd: 2016-06-27T19:00:00+02:00
dTimStart: 2016-06-27T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Continued milling @100-120RPM, 1-3t WOB, 2000lpm, 3-11KNM, 5-7bar. Stopped due to no progress
dTimEnd: 2016-06-27T22:30:00+02:00
dTimStart: 2016-06-27T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Attempted to R/B DP stand, no success. Observed connection above saver sub broke when trying to break out stand from TDS
dTimEnd: 2016-06-27T23:45:00+02:00
dTimStart: 2016-06-27T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: R/B stand of DP with saver sub. Broke connection with 150KNM
dTimEnd: 2016-06-28T00:00:00+02:00
dTimStart: 2016-06-27T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
Lithology and shows: