Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-03-15T00:00:00+01:00 to 2014-03-16T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-03-16T00:00:00+01:00
dTimDiaHoleStart: 2014-03-15T16:30:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: M/U and RIH 7" liner.
M/U liner hanger, R/D casing handling equipment.
RIH with 7" liner on 5 1/2" DP LS.

hpht: 0
md: 4094
mdCsgLast: 3047
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 23
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Obtained pressure points as per program.
POOH with 8 1/2" RSS BHA and L/D same.
R/U for running 7" liner.
P/U and M/U 7" shoetrack.
M/U and RIH with 7" liner to 110 m.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 2868.3
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-03-15T01:30:00+01:00
density: 1.34
locationSample: Flowline
md: 4094
mudClass: oil based
presBopRating: 345
pv: 37
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11.5
dTim: 2014-03-15T15:00:00+01:00
density: 1.34
locationSample: Active pit
md: 4094
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
dTim: 2014-03-15T20:00:00+01:00
density: 1.34
locationSample: Active pit
md: 4094
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 9.5
Pore pressure:
Survey stations:
Activities:
comments: Took pressure points as per Geology/Baker instructions. Positioned string on depth, sent downlink and activitated TesTrak sequence. Circulated with 1900 l/min while taking pressure points.
Took 9 points at following bit depths (in total 13 points):
# 5: 3801,4 m MD
# 6: 3773,4 m MD
# 7: 3753,4 m MD
# 8: 3653,4 m MD
# 9: 3636,4 m MD
# 10: 3584,4 m MD
# 11: 3556,4 m MD
# 12: 3526,4 m MD
# 13: 3306,4 m MD
dTimEnd: 2014-03-15T04:45:00+01:00
dTimStart: 2014-03-15T00:00:00+01:00
md: 3306
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: POOH w/ 8 1/2" RSS BHA on 5 1/2" DP from 3306 m to 3040 m into the 9 5/8" shoe. Pulled wet.
dTimEnd: 2014-03-15T05:15:00+01:00
dTimStart: 2014-03-15T04:45:00+01:00
md: 3040
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flowchecked well. Took up/down weights and torque readings.
dTimEnd: 2014-03-15T05:45:00+01:00
dTimStart: 2014-03-15T05:15:00+01:00
md: 3040
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pumped slug and dropped 3" drift.
dTimEnd: 2014-03-15T06:15:00+01:00
dTimStart: 2014-03-15T05:45:00+01:00
md: 3040
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH w/ 8 1/2" RSS BHA on 5 1/2" DP from 3040 m to 736 m. Avg. tripping speed 709 m/hr.
dTimEnd: 2014-03-15T09:30:00+01:00
dTimStart: 2014-03-15T06:15:00+01:00
md: 736
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned windows for driller and PRS operator. Filled T/T.
dTimEnd: 2014-03-15T09:45:00+01:00
dTimStart: 2014-03-15T09:30:00+01:00
md: 736
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH on 5 1/2" DP from 736 m to 143 m. Avg. tripping speed 593 m/hr.
dTimEnd: 2014-03-15T10:30:00+01:00
dTimStart: 2014-03-15T09:45:00+01:00
md: 143
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flowchecked well prior to pulling BHA through BOP, well stable.

Meanwhile changed from PS21 slips to master bushings.
dTimEnd: 2014-03-15T11:00:00+01:00
dTimStart: 2014-03-15T10:30:00+01:00
md: 143
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH and R/B last stand 5 1/2" DP. Changed elevator inserts to 5".
dTimEnd: 2014-03-15T11:15:00+01:00
dTimStart: 2014-03-15T11:00:00+01:00
md: 102
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: L/D 5" HWDPs and jar.
dTimEnd: 2014-03-15T12:45:00+01:00
dTimStart: 2014-03-15T11:15:00+01:00
md: 40
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held TBT, raised barriers and made PA announcement. Removed RA sources.
dTimEnd: 2014-03-15T13:15:00+01:00
dTimStart: 2014-03-15T12:45:00+01:00
md: 40
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Plugged into tools and downloaded data.

Meanwhile R/D bypass actuator unit.
dTimEnd: 2014-03-15T14:30:00+01:00
dTimStart: 2014-03-15T13:15:00+01:00
md: 40
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: L/O 8 1/2" BHA modules as per Baker DD instructions.
dTimEnd: 2014-03-15T16:00:00+01:00
dTimStart: 2014-03-15T14:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor. Inspected TDS for PDOs.
dTimEnd: 2014-03-15T16:30:00+01:00
dTimStart: 2014-03-15T16:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed TBT prior to picking up 7" liner hanger and R/B same.
dTimEnd: 2014-03-15T16:45:00+01:00
dTimStart: 2014-03-15T16:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U 7" liner hanger from HTS. Set same in rotary and installed 6 m DP pup joint. POOH hanger, cleaned and R/B same in aft PRS.
dTimEnd: 2014-03-15T18:00:00+01:00
dTimStart: 2014-03-15T16:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed TBT for R/U casing equipment.
dTimEnd: 2014-03-15T18:15:00+01:00
dTimStart: 2014-03-15T18:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/U handling equipment for 7" liner.
dTimEnd: 2014-03-15T20:00:00+01:00
dTimStart: 2014-03-15T18:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed TBT for running 7" liner.
dTimEnd: 2014-03-15T20:15:00+01:00
dTimStart: 2014-03-15T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U 7" reamer shoe joint. M/U shoe joint, 3 x intermediate joints and float/landing collar joint and RIH to 59 m. Tested shoe float holding,
dTimEnd: 2014-03-15T21:15:00+01:00
dTimStart: 2014-03-15T20:15:00+01:00
md: 59
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Filled liner and checked for flow through. Observed FC/LC not draining.
dTimEnd: 2014-03-15T21:45:00+01:00
dTimStart: 2014-03-15T21:15:00+01:00
md: 59
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed swedge and verified circulation. L/D swedge.
dTimEnd: 2014-03-15T22:30:00+01:00
dTimStart: 2014-03-15T21:45:00+01:00
md: 59
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner from 59 m to 71 m.
dTimEnd: 2014-03-15T22:45:00+01:00
dTimStart: 2014-03-15T22:30:00+01:00
md: 71
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Drawworks shut down due to cooling water alarm. Troubleshot cooling water pump.
dTimEnd: 2014-03-15T23:30:00+01:00
dTimStart: 2014-03-15T22:45:00+01:00
md: 71
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with 7" 29 ppf 13CrS110 VamTop HT liner from 71 m to 110 m. Filled liner every 5th joint. Average running rate 6 joints/hr. Installed pup joint "Q" as per tally.
dTimEnd: 2014-03-16T00:00:00+01:00
dTimStart: 2014-03-15T23:30:00+01:00
md: 110
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: