Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2015-08-12T00:00:00+02:00 to 2015-08-13T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
daysBehind: 4.5
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-08-13T00:00:00+02:00
dTimDiaHoleStart: 2015-08-05T11:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with BHA#4 perf.run#2. Prepare next BHA.
hpht: 0
md: -999.99
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 8
ropCurrent: -999.99
sum24Hr: RIH with BHA#3 perf.run#1. Perforated with top shot at 3748 m and bottom shot at 3766 m. POOH and L/D BHA. Prepared and RIH with BHA#4 for perf.run#2. 
tightWell: 0
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Leak tested QTS to 20/345 bar 5/10 min. Equlized SV and HMV using MEG. WHP 75 bar.
dTimEnd: 2015-08-12T01:00:00+02:00
dTimStart: 2015-08-12T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH w/BHA #3 by gravity from 0 m to 3390 m, WHP 75 bar. Toolstring stopped at 3390 m.
Depth:                  P/U Weight:
400 m                   3200 lbs
1200 m                 4100 lbs
2000 m                 5500 lbs
2800 m                 6600 lbs
3200 m                 6200 lbs
Friction factor 0,25.

dTimEnd: 2015-08-12T05:00:00+02:00
dTimStart: 2015-08-12T01:00:00+02:00
md: 3390
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with tractor activated from 3390 m to 3520 m.
dTimEnd: 2015-08-12T05:25:00+02:00
dTimStart: 2015-08-12T05:00:00+02:00
md: 3520
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Correlated from 3520 m across pup joint at 3472 m at 10 m/min. Stopped at 3442 m.  Activated tractor.
dTimEnd: 2015-08-12T06:00:00+02:00
dTimStart: 2015-08-12T05:25:00+02:00
md: 3442
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Tractored down at 10 m/min from 3442 m to 3810 m.
dTimEnd: 2015-08-12T06:50:00+02:00
dTimStart: 2015-08-12T06:00:00+02:00
md: 3810
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed correlation, 5 passes in interval 3810 m to 3708 m, used tractor when RIH.
dTimEnd: 2015-08-12T09:00:00+02:00
dTimStart: 2015-08-12T06:50:00+02:00
md: 3810
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: P/U at 10 m/min to 3743 m CCL depth. Bottom BHA at 3772 m
Placing top shot at 3748 m and bottom shot at 3766 m. HW 5880 lbs. WHP 75,1 bar. BHP 281 bar.
dTimEnd: 2015-08-12T09:10:00+02:00
dTimStart: 2015-08-12T09:00:00+02:00
md: 3772
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Perforated well in interval 3748 m to 3766 m. WHP increased to 79 bar and BHP increased to 285 bar.
dTimEnd: 2015-08-12T09:15:00+02:00
dTimStart: 2015-08-12T09:10:00+02:00
md: 3772
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH at 10 m/min and logged CCL up to 3572 m.
dTimEnd: 2015-08-12T09:30:00+02:00
dTimStart: 2015-08-12T09:15:00+02:00
md: 3572
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Continued POOH to 500 m. 
Prepared for handling explosives on surface.
dTimEnd: 2015-08-12T10:55:00+02:00
dTimStart: 2015-08-12T09:30:00+02:00
md: 500
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH to surface.
dTimEnd: 2015-08-12T11:25:00+02:00
dTimStart: 2015-08-12T10:55:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: OOH, closed SV and HMV inflow tested same. Bled of pressure in R/U to closed drain. Flushed R/U with N2.

dTimEnd: 2015-08-12T13:10:00+02:00
dTimStart: 2015-08-12T11:25:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Disconnected lubricator. Production measured benzene to > 10 ppm inside riser and 0 ppm outside riser. L/D BHA#3.
dTimEnd: 2015-08-12T16:00:00+02:00
dTimStart: 2015-08-12T13:10:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Prepared tools for BHA#4 for perf.run#2.
dTimEnd: 2015-08-12T17:40:00+02:00
dTimStart: 2015-08-12T16:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Observed gas in cablehead, megging not satisfied. Had to ventilate gas out of cable.
dTimEnd: 2015-08-12T19:30:00+02:00
dTimStart: 2015-08-12T17:40:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed Altus / Schlumberger tractor check.
dTimEnd: 2015-08-12T20:50:00+02:00
dTimStart: 2015-08-12T19:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed TBT for R/U toolstring.
dTimEnd: 2015-08-12T21:00:00+02:00
dTimStart: 2015-08-12T20:50:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: R/U toolstring perf.run#2. Added 40 litr Ramex 50/50 MEG in riser.
Leak tested QTS to 20/345 bar 5/10 min. Equlized SV and HMV using MEG. WHP: 79 bar
dTimEnd: 2015-08-12T22:55:00+02:00
dTimStart: 2015-08-12T21:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/BHA #4 (3 1/8'' tractor and 4 1/2'' perf.guns) by gravity from surface to 1200 m. 

dTimEnd: 2015-08-13T00:00:00+02:00
dTimStart: 2015-08-12T22:55:00+02:00
md: 700
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: