Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2015-08-05T00:00:00+02:00 to 2015-08-06T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-08-06T00:00:00+02:00
dTimDiaHoleStart: 2015-08-05T11:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue to rig up WL equipment. Handover well from production to D&W. Start rigging up on well.
hpht: 0
md: -999.99
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
sum24Hr: Arrived rig and spotted equipment. Started to rig up wireline equipment on pipedeck.
tightWell: 0
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Vessel arrived rig. Spotted equipment in work area on pipedeck. Prepared equipment and checked inventory.
dTimEnd: 2015-08-05T17:30:00+02:00
dTimStart: 2015-08-05T11:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Personnel arrived rig.
dTimEnd: 2015-08-05T18:30:00+02:00
dTimStart: 2015-08-05T17:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued to prepare equipment on pipedeck
dTimEnd: 2015-08-05T19:30:00+02:00
dTimStart: 2015-08-05T18:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held brief with platform management for day and night shift.
dTimEnd: 2015-08-05T20:00:00+02:00
dTimStart: 2015-08-05T19:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued to prepare equipment on pipedeck
dTimEnd: 2015-08-05T21:00:00+02:00
dTimStart: 2015-08-05T20:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held start up meeting regarding well operation with all involved personnel.
dTimEnd: 2015-08-05T22:00:00+02:00
dTimStart: 2015-08-05T21:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Electrican hooked up wireline units and logging-cabin to rig power and Fire & Gas
dTimEnd: 2015-08-06T00:00:00+02:00
dTimStart: 2015-08-05T22:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: