Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-09-18T00:00:00+02:00 to 2016-09-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: 3.1
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-19T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: -999.99
mdCsgLast: 2507.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 614
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - N/D BOP

CONTINUE REPORTING ON F-11B
tightWell: 0
tvdCsgLast: 2445.8
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Cleaned and cleared rig floor. Meanwhile performed AAR
dTimEnd: 2016-09-18T00:15:00+02:00
dTimStart: 2016-09-18T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Prepared to N/D diverter system. Carried out TBT
dTimEnd: 2016-09-18T00:30:00+02:00
dTimStart: 2016-09-18T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: N/D diverter
dTimEnd: 2016-09-18T02:00:00+02:00
dTimStart: 2016-09-18T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Shifted load to BOP carrier. Removed tension cylinders and broke off NT-2 connector
dTimEnd: 2016-09-18T02:45:00+02:00
dTimStart: 2016-09-18T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted BOP. Skidded and landed BOP onto test stump
dTimEnd: 2016-09-18T03:15:00+02:00
dTimStart: 2016-09-18T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed scaffolding in moonpool. Meanwhile loosen HP riser on wellhead and prepared for to rig up bleed off manifold.
dTimEnd: 2016-09-18T03:45:00+02:00
dTimStart: 2016-09-18T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed lifting gear on HP riser and lifted same to the drill floor
dTimEnd: 2016-09-18T04:15:00+02:00
dTimStart: 2016-09-18T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed half moon hatch and installed hatch on F-1. Meanwhile prepared for skidding
CONTINUE REPORTING ON F-11B
dTimEnd: 2016-09-18T05:45:00+02:00
dTimStart: 2016-09-18T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: