Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2014-01-14T00:00:00+01:00 to 2014-01-15T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-15T00:00:00+01:00
dTimDiaHoleStart: 2014-01-06T22:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pressure test x-mas tree. Handover well to production. Await decision for F-1 operation.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 61
ropCurrent: -999.99
sum24Hr: POOH with perforating gun assembly no. 6. MU gun assembly no. 7. RIH with perforation string on WL to 3620 m. Tractor down to 4100 m. Correlated across interval 3825 m to 3831 m and perforated interval. POOH with perforating gun assembly no. 7. L/D tool string. R/D wireline.
tightWell: 0
tvd: 3212
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-01-15T00:00:00+01:00
density: 1.03
md: -999.99
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: POOH from 1000 m to 250 m with perforating gun assembly no. 6.
Powered down logging unit.
dTimEnd: 2014-01-14T00:30:00+01:00
dTimStart: 2014-01-14T00:00:00+01:00
md: 250
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tools in catcher. Closed SV, 42 bar SIWHP. Closed HMW.
dTimEnd: 2014-01-14T00:45:00+01:00
dTimStart: 2014-01-14T00:30:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Inflow tested HMV with SIWHP 5 bar for 10 min. Meanwhile performed pre-job meeting prior to R/D lubricator and changing out tool string and L/O guns.
dTimEnd: 2014-01-14T03:30:00+01:00
dTimStart: 2014-01-14T00:45:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Bled off pressure in lubricator and purged clean with nitrogen.
dTimEnd: 2014-01-14T03:45:00+01:00
dTimStart: 2014-01-14T03:30:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator at QST. L/D tractor, tool string and guns.
dTimEnd: 2014-01-14T05:00:00+01:00
dTimStart: 2014-01-14T03:45:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Prepared guns for run no. 7 on deck.
dTimEnd: 2014-01-14T06:00:00+01:00
dTimStart: 2014-01-14T05:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Prepared guns for run no. 7 on deck. Tested tool string.
dTimEnd: 2014-01-14T07:00:00+01:00
dTimStart: 2014-01-14T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to P/U perforating tool string no. 7.
dTimEnd: 2014-01-14T07:15:00+01:00
dTimStart: 2014-01-14T07:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U guns and tool string for perforating run no. 7.
dTimEnd: 2014-01-14T09:00:00+01:00
dTimStart: 2014-01-14T07:15:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U lubricator at QST. Pressure tested lubricator to 250 bar. Filled riser with meg.
dTimEnd: 2014-01-14T09:45:00+01:00
dTimStart: 2014-01-14T09:00:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string on WL with 30 m/min according to program.
Toolstring stopped moving at 3620 m / 77,6 deg inclination.
dTimEnd: 2014-01-14T12:45:00+01:00
dTimStart: 2014-01-14T09:45:00+01:00
md: 3620
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Continued RIH with perforation string on WL using Tractor to 4100 m
dTimEnd: 2014-01-14T13:45:00+01:00
dTimStart: 2014-01-14T12:45:00+01:00
md: 4100
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across interval 3825 m to 3831 m.
dTimEnd: 2014-01-14T15:45:00+01:00
dTimStart: 2014-01-14T13:45:00+01:00
md: 3831
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval from 3825 m to 3831 m with WHP 33,8 bar. WHP stabilized at 33 bar.
dTimEnd: 2014-01-14T16:00:00+01:00
dTimStart: 2014-01-14T15:45:00+01:00
md: 3822
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 1000 m to 250 m with perforating gun assembly no. 7.
Powered down logging unit.
dTimEnd: 2014-01-14T18:00:00+01:00
dTimStart: 2014-01-14T16:00:00+01:00
md: 250
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tools in catcher. Closed SV, 42 bar SIWHP. Closed HMW.
dTimEnd: 2014-01-14T18:15:00+01:00
dTimStart: 2014-01-14T18:00:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Inflow tested HMV with SIWHP 5 bar for 10 min. Bled off pressure in lubricator and purged clean with nitrogen.
dTimEnd: 2014-01-14T22:00:00+01:00
dTimStart: 2014-01-14T18:15:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to R/D lubricator, tool string and L/O guns.
dTimEnd: 2014-01-14T22:15:00+01:00
dTimStart: 2014-01-14T22:00:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator at QST. L/D tractor, tool string and guns.
dTimEnd: 2014-01-14T22:45:00+01:00
dTimStart: 2014-01-14T22:15:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: R/D wire line equipment. B/D lubricator and L/D same on deck.
dTimEnd: 2014-01-15T00:00:00+01:00
dTimStart: 2014-01-14T22:45:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: