Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-11-29T00:00:00+01:00 to 2014-11-30T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-11-30T00:00:00+01:00
dTimDiaHoleStart: 2014-11-27T09:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Bean up well to a stable flow rate. Perform production logging across perforations.
hpht: 0
md: -999.99
mdCsgLast: 4087.1
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Logged three IC passes and started additional PLT shut in passes. 
tightWell: 0
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to log IC pass from 3650 to 3480 m. Still some challenge to keep cable speed steady at 0,5 m/min. WHP 74 bar.
dTimEnd: 2014-11-29T03:45:00+01:00
dTimStart: 2014-11-29T00:00:00+01:00
md: 3480
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Completed 1st IC pass. Powered down tool and switched to tractor.
dTimEnd: 2014-11-29T04:15:00+01:00
dTimStart: 2014-11-29T03:45:00+01:00
md: 3480
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH with tractor from 3480 m - 3795 m for second IC pass.
dTimEnd: 2014-11-29T04:45:00+01:00
dTimStart: 2014-11-29T04:15:00+01:00
md: 3795
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Powered down tractor and switched line to Schlumberger. Powered up logging tools.
dTimEnd: 2014-11-29T05:10:00+01:00
dTimStart: 2014-11-29T04:45:00+01:00
md: 3795
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Started 2nd IC pass from 3785 m up to 3480 m at 0,5 m/min. WHP 80 bar.
dTimEnd: 2014-11-29T06:00:00+01:00
dTimStart: 2014-11-29T05:10:00+01:00
md: 3795
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued logging IC pass from 3785 m to 3480 m at 0,5 m/min. Activated tractor.
dTimEnd: 2014-11-29T12:45:00+01:00
dTimStart: 2014-11-29T06:00:00+01:00
md: 3480
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Tractored down to 3790 m at approx 11 m/min. Powered down tractor and switched to logging mode.
dTimEnd: 2014-11-29T13:45:00+01:00
dTimStart: 2014-11-29T12:45:00+01:00
md: 3790
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Logged 3rd IC pass from 3785 m up to 3474 m at 0,5 m/min.
dTimEnd: 2014-11-29T21:50:00+01:00
dTimStart: 2014-11-29T13:45:00+01:00
md: 3790
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Powered down logging tools and switched to tractor. Powered up tractor.
dTimEnd: 2014-11-29T22:20:00+01:00
dTimStart: 2014-11-29T21:50:00+01:00
md: 3474
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Started tractor and RIH from 3474 to 3931 m to perform additional PLT shut in passes. WHP 83 bar.
dTimEnd: 2014-11-29T23:05:00+01:00
dTimStart: 2014-11-29T22:20:00+01:00
md: 3931
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Powered down tractor and switched line to Schlumberger. Powered up logging tools.
dTimEnd: 2014-11-29T23:15:00+01:00
dTimStart: 2014-11-29T23:05:00+01:00
md: 3931
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Pulled up with logging tools from 3931 m to 3474 m at speed 20 m/min. Had PW at 39
dTimEnd: 2014-11-29T23:40:00+01:00
dTimStart: 2014-11-29T23:15:00+01:00
md: 3474
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Powered down logging tools and switched to tractor. Powered up tractor.
dTimEnd: 2014-11-29T23:45:00+01:00
dTimStart: 2014-11-29T23:40:00+01:00
md: 3474
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Started tractor and RIH from 3474 to 3931 m to perform last additional PLT shut in pass.
Meanwhile discussed a tight spot observed on X/Y caliper from 3914 to 3919 m. The smalles reading was 4,2" ID on X/Y caliper.
dTimEnd: 2014-11-30T00:00:00+01:00
dTimStart: 2014-11-29T23:45:00+01:00
md: 3600
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: