Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-07-09T00:00:00+02:00 to 2013-07-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-10T00:00:00+02:00
dTimDiaHoleStart: 2013-07-09T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Perforate well.
hpht: 0
md: 4768.7
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 43
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Rigged up for wireline.
Prepared equipment for perforation.
Made up preforation tool string.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Removed XMT cap.
RIH with BPV RT on tugger from rigfloor.
Retrieved 6 3/8" BPV and POOH with same.
dTimEnd: 2013-07-09T00:45:00+02:00
dTimStart: 2013-07-09T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed F-11 hatch
Rigged up wireline BOP, riser and lubricator.
dTimEnd: 2013-07-09T07:00:00+02:00
dTimStart: 2013-07-09T00:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Held pre-job meeting.
Filled riser with 100% MEG.
Leak tested WL rig up to 30 / 200 bar - 5 / 10 min using cement pump.
Function tested WL BOP.
Connected hoses to lubricator and grease injector head.
Mounted slings and sheaves in TDS 

dTimEnd: 2013-07-09T10:00:00+02:00
dTimStart: 2013-07-09T07:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Performed test between tractor and WL interface.
dTimEnd: 2013-07-09T13:15:00+02:00
dTimStart: 2013-07-09T10:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Rigged up lower sheave.
Connected tractor to wireline.
Stabbed lubricator section onto riser.
Pressure tested WL rig up with tractor only to 30 / 200 bar - 5 / 10 min using cement pump.
Drained lubricator and broke out same.

dTimEnd: 2013-07-09T15:15:00+02:00
dTimStart: 2013-07-09T13:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to handling of toolstring.
Made up WL toolstring with guns and RIH. ( Tool length: 29.86m, MAX OD:4.5 in, Tool Weight:1157.65  kg)
Armed the guns.
Stabbed lubricator.
Pressure tested In-situ sub to 30 / 200 bar - 5 / 10 min.

dTimEnd: 2013-07-09T22:00:00+02:00
dTimStart: 2013-07-09T15:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Opened well according to procedure.
WHP: 80bar
dTimEnd: 2013-07-10T00:00:00+02:00
dTimStart: 2013-07-09T22:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: