Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-07-10T00:00:00+02:00 to 2008-07-11T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-07-11T00:00:00+02:00
dTimDiaHoleStart: 2008-07-10T18:00:00+02:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Flush and function test TBC on rig floor. Wait for production to bean up F-14. Stop production on F-14 and F-12 for heavy lift. Run HPDR until tensioner joint.
hpht: 0
md: 1415
mdCsgLast: 1404.7
mdDiaHoleStart: 1415
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 11
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Skidded rig from F-14 to F-5. RU to run HPDR. PU TBC and stress joint. 
tightWell: 0
tvd: 1346
tvdCsgLast: 1340.3
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-07-10T23:59:00+02:00
density: 1.37
locationSample: Reserve pit
md: 1415
mudClass: oil based
presBopRating: 0
pv: 25
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 7.5
Pore pressure:
dTim: 2008-07-11T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1415
readingKind: estimated
Survey stations:
Activities:
comments: Cleaned and cleared rig floor of WL equipment. Held tool box meeting prior to skidding the cantiliver from F-14 to F-5. Prepared to skid rig. Started to skid rig to F-5.

Meanwhile RU to pump through KWV on F-14.
dTimEnd: 2008-07-10T19:45:00+02:00
dTimStart: 2008-07-10T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Continued skidding cantiliver from F-14 to F-5. 
Meanwhile performed line test against KWV on F-14 30/345 bar 5/10 min. Equalized and opened HMV and DHSV by pressuring up to 67 bar using baseoil and cmt unit according to F-14 initial start up procedure.
dTimEnd: 2008-07-10T21:15:00+02:00
dTimStart: 2008-07-10T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Continued skidding cantiliver from F-14 to F-5. Had rig shut-down.
dTimEnd: 2008-07-10T21:45:00+02:00
dTimStart: 2008-07-10T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Changed burst disk in turbine cooling system and rectified problem. Re-sat all rig systems.
dTimEnd: 2008-07-10T23:30:00+02:00
dTimStart: 2008-07-10T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued skidding cantiliver from F-14 to F-5.
dTimEnd: 2008-07-11T00:00:00+02:00
dTimStart: 2008-07-10T23:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
Lithology and shows: