Daily Drilling Report
Well: NO 15/9-F-15 A
Report period: 2008-12-19T00:00:00+01:00 to 2008-12-20T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-12-11T15:00:00+01:00
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-12-20T00:00:00+01:00
dTimDiaHoleStart: 2008-12-11T15:00:00+01:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run and land 13 3/8" casing. Pick up cmt head. Circulated, pump and displace cement. Pressure test csg to 345 bar with 1.43 sg OBM. LD cmt head. Set seal assembly. Pressure test seal and riser to 345 bar. Release PADPRT and POOH.
hpht: 0
md: 2591
mdCsgLast: 2561.8
mdDiaHoleStart: 1381
mdPlanned: -999.99
mdStrengthForm: 1381
presTestType: formation integrity test
reportNo: 9
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: Ran 13 3/8" casing from 1912 m to 2441 m MD. Removed Tesco tool. Picked up and made up 13 3/8" hanger. RD casing running equipment. Ran 5 1/2" HWDP to land 13 3/8" casing from 2441 m to 2576 m.
tightWell: 0
tvd: 2442
tvdCsgLast: 2416.2
tvdStrengthForm: 1349
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2008-12-19T22:30:00+01:00
density: 1.43
locationSample: Active pit
md: 2591
mudClass: oil based
presBopRating: 0
pv: 28
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10
dTim: 2008-12-19T11:00:00+01:00
density: 1.43
locationSample: Active pit
md: 2591
mudClass: oil based
presBopRating: 0
pv: 28
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10.5
Pore pressure:
Survey stations:
Activities:
comments: Ran 13 3/8" P110 72# casing from 1556 m to 1912 m MD. Filled casing string on every 5th joint run. No excessive drag in hole, but observed tight spot at 1719 m MD.
dTimEnd: 2008-12-19T06:00:00+01:00
dTimStart: 2008-12-19T00:00:00+01:00
md: 1912
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 13 3/8" P110 72# casing from 1912 m to 2441 m MD. Filled casing string on every 5th joint run. No excessive drag in hole. Worked through tight spots at 2092 m and 2160 mMD with max circulation of 1300 lpm / 10-16 bar and max 30 MT weight added.
dTimEnd: 2008-12-19T15:15:00+01:00
dTimStart: 2008-12-19T06:00:00+01:00
md: 2441
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RD and LO Tesco tool.
dTimEnd: 2008-12-19T16:30:00+01:00
dTimStart: 2008-12-19T15:15:00+01:00
md: 2441
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed BX elevator and tilt adaptor.
dTimEnd: 2008-12-19T17:00:00+01:00
dTimStart: 2008-12-19T16:30:00+01:00
md: 2441
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: PU casing hanger and PADPRT assy. Reciprocated string while RD csg tong. Changed head on PDM and cleared rig floor. Changed PS 30 to master- and inner bushings. Observed 30 MT drag running casing hanger assy through rotary.
dTimEnd: 2008-12-19T19:00:00+01:00
dTimStart: 2008-12-19T17:00:00+01:00
md: 2441
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH to land 13 3/8" csg on 5 1/2" HWDP from 2441 m to 2478 m. Established circulation rate and washed down with 440 lpm/3.6 bar. Up weight 283 MT/ down weight 217 MT.
dTimEnd: 2008-12-19T20:45:00+01:00
dTimStart: 2008-12-19T19:00:00+01:00
md: 2478
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Reinstalled pipe handler skirt on TDS due to high winds making it difficult to stab into 5 1/2" HWDP stnd. Meanwhile continued circulating at 675 lpm / 5.0 bar.
dTimEnd: 2008-12-19T21:00:00+01:00
dTimStart: 2008-12-19T20:45:00+01:00
md: 2478
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Washed down to land 13 3/8" csg on 5 1/2" HWDP from 2478 m to 2572 m with 675 lpm/5.0 bar. Worked through tight spot at 2569 m MD with max circulation of 1100 lpm / 15 bar and max 20 MT weight added.
dTimEnd: 2008-12-20T00:00:00+01:00
dTimStart: 2008-12-19T21:00:00+01:00
md: 2572
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: