Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-01-30T00:00:00+01:00 to 2014-01-31T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-31T00:00:00+01:00
dTimDiaHoleStart: 2014-01-25T11:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: N/U BOP.
Install dart in BPV and P/T BOP.
R/U tubing running equipment.
M/U and RIH with THRT.
POOH 7" completion.
hpht: 0
md: 3147
mdCsgLast: 3090.1
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdPlugTop: 3147
presTestType: formation integrity test
reportNo: 6
ropCurrent: -999.99
sum24Hr: N/D Xmas tree and spacer spool.
Installed HP riser joint.
Skidded cantilever.
N/U BOP.
tightWell: 0
tvd: 2948
tvdCsgLast: 2895
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-01-30T16:00:00+01:00
density: 1.37
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 31
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 6.5
Pore pressure:
Survey stations:
Activities:
comments: Removed flow line from F-1 tree.
Drained Xmas tree and N/D same.

Meanwhile packed W/L equipment and prepared for B/L.
dTimEnd: 2014-01-30T04:15:00+01:00
dTimStart: 2014-01-30T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed hatches on slots F-1 and F-6. Removed middle beam. Removed master bushing.

dTimEnd: 2014-01-30T05:15:00+01:00
dTimStart: 2014-01-30T04:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT for lifting tree with TDS.
dTimEnd: 2014-01-30T05:30:00+01:00
dTimStart: 2014-01-30T05:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed Xmas tree. Lifted same off F-1 using TDS. 
Shifted load to overhead crane in moonpool and landed tree on transport skid.
dTimEnd: 2014-01-30T08:15:00+01:00
dTimStart: 2014-01-30T05:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Drained spool piece.
Meanwhile installed beam and hatch on slot F-6.
dTimEnd: 2014-01-30T09:00:00+01:00
dTimStart: 2014-01-30T08:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lifted spool piece to rigfloor using TDS. Installed master bushing.
dTimEnd: 2014-01-30T09:30:00+01:00
dTimStart: 2014-01-30T09:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cut and removed control lines on multibowl.

Meanwhile P/U HP riser joint and suspended same with TDS.
dTimEnd: 2014-01-30T13:15:00+01:00
dTimStart: 2014-01-30T09:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered and landed riser joint. M/U same to multibowl.
dTimEnd: 2014-01-30T14:00:00+01:00
dTimStart: 2014-01-30T13:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed split hatches and half moons on F-1 slot.
dTimEnd: 2014-01-30T15:15:00+01:00
dTimStart: 2014-01-30T14:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Built scaffold around riser.

Meanwhile serviced TDS and travelling block.
dTimEnd: 2014-01-30T16:45:00+01:00
dTimStart: 2014-01-30T15:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Skidded BOP to well center.

Meanwhile spotted Weatherford equipment on rig floor.
dTimEnd: 2014-01-30T18:00:00+01:00
dTimStart: 2014-01-30T16:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Prepared to skid rig forward.

Meanwhile R/U Weatherford equipment on fwd hydraulics and tested same.
dTimEnd: 2014-01-30T19:00:00+01:00
dTimStart: 2014-01-30T18:00:00+01:00
md: 0
phase: wire line
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Performed TBT prior to skidding cantilever.
dTimEnd: 2014-01-30T19:15:00+01:00
dTimStart: 2014-01-30T19:00:00+01:00
md: 0
phase: wire line
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded cantilever forward to align BOP over riser.
Installed stairs and walkways.
dTimEnd: 2014-01-30T20:00:00+01:00
dTimStart: 2014-01-30T19:15:00+01:00
md: 0
phase: wire line
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Performed TBT prior to N/U BOP.
dTimEnd: 2014-01-30T20:15:00+01:00
dTimStart: 2014-01-30T20:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed BOP. Installed slick joint. 
Informed production department at 21:15 hrs about completed lifting operations.
dTimEnd: 2014-01-30T21:15:00+01:00
dTimStart: 2014-01-30T20:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U NT2 connector. Installed BOP tensioners.
dTimEnd: 2014-01-31T00:00:00+01:00
dTimStart: 2014-01-30T21:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: