Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-24T00:00:00+01:00 to 2008-01-25T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-25T00:00:00+01:00
dTimDiaHoleStart: 2008-01-24T14:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: MU and test DHPG and chemical injection mandrel. Run 7" tubing until DHSV assembly.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 122
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: POOH with MAXR setting tool on 5 1/2" DP from 1802 to OOH.  Pulled bowl protector and washed surface wellhead and BOP. Prepared for running completion string. MU and RIH with completion assemblies. WOW due to high winds up to 71 knots and crane not able to PU DHSV. 
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-24T20:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: 3520
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-25T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Checked line-up. Broke circulation by pumping 300 lpm at 5 bar. Closed annular BOP. 

Pressured up annulus and DP simultaniously by pumping 800 lpm to 220 bar to activate MAXR setting tool. Held pressure for 2 min. Bled off pressure and verified that pressure was zero before opening annular BOP. Pumped 3100 ltrs and bled back 3000 l. One cycle used on ProFire.

Waited 25 min, from activation, for MAXR to set. Sat down 2 MT to confirm that MAXR had been sat. Picked up 3 m and re-checked up/down weights to confirm that the hanger had been released from the running tool. String weight was reduced by 14 MT.
dTimEnd: 2008-01-24T01:30:00+01:00
dTimStart: 2008-01-24T00:00:00+01:00
md: 3305.2
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH with MAXR setting tool on 5 1/2" DP from 3305 to 1802 m MD.
dTimEnd: 2008-01-24T06:00:00+01:00
dTimStart: 2008-01-24T01:30:00+01:00
md: 1802
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH with MAXR setting tool on 5 1/2" DP from 1802 m to OOH. LO gun hanger setting tool and RD handling equipment.
dTimEnd: 2008-01-24T14:45:00+01:00
dTimStart: 2008-01-24T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH and pulled secondary bowl protector in surface wellhead at 20 m MD. MU jet sub and cleaned BOP and wellhead at 2000 lpm / 8 bar / 10 RPM. LO same.
dTimEnd: 2008-01-24T17:00:00+01:00
dTimStart: 2008-01-24T14:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: MU kick assembly. RU csg tong and prepared to run 7" tubing. Lifted in place BOT and WellDynamics' cable drums. Installed FMS.
dTimEnd: 2008-01-24T21:00:00+01:00
dTimStart: 2008-01-24T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held pre-job meeting with involved personnel. MU and ran 7 1/2" seal stem (no seals) with ratcheting muleshoe assembly. Function tested ratcheting muleshoe. MU joint with pre-installed NPR plug and pre-installed 1 3/4" ball. MU and ran one 7" tubing joint. MU and ran 7"x 9 5/8" Granite production packer. MU and ran one 7" tubing joint. MU 7" 20 ft PBR assembly with pups. Load tested PBR.
dTimEnd: 2008-01-25T00:00:00+01:00
dTimStart: 2008-01-24T21:00:00+01:00
md: 73
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: