Daily Drilling Report
Well: NO 15/9-19 B
Report period: 1998-02-03T00:00:00+01:00 to 1998-02-04T00:00:00+01:00
Wellbore info:
dTimSpud: 1997-12-05T00:00:00+01:00
daysBehind: 84.9
operator: Statoil
rigAlias: name: BYFORD DOLPHIN
name: 341331
Status:
dTim: 1998-02-04T00:00:00+01:00
dTimDiaHoleStart: 1998-02-01T12:00:00+01:00
distDrill: -999.99
elevKelly: 25
fixedRig: false
forecast24Hr: None
hpht: 0
md: -999.99
mdCsgLast: 4643
mdKickoff: 2911
mdPlanned: -999.99
reportNo: 61
ropCurrent: -999.99
sum24Hr: WAITING ON WEATHER TO PULL ANCHORS. ANCHOR HANDLING.
RIG ON TOW TO ØLEN.
tightWell: 0
waterDepth: 85
wellheadElevation: 106.5
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: CONTINUED WAIT ON WEATHER; 0100 HRS: 14 M/S  DIRECTION 340, 4-6 M WAVE                            0200 HRS; 15 M/S  DIRECTION 340, 4-6 M WAVE                            0300 HRS; 16 M/S  DIRECTION 340, 4-6 M WAVE
dTimEnd: 1998-02-03T03:30:00+01:00
dTimStart: 1998-02-03T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: STARTED DEBALLAST RIG TO COMMENCE ANCHOR HANDLING AT 0330 HRS. WEATHER CONDITIONS:        0400 HRS: 15 M/S  DIRECTION 340, 4-6 M WAVE                            0500 HRS; 10 M/S  DIRECTION 340, 4-6 M WAVE                            0600 HRS;  8 M/S  DIRECTION 320, 4-6 M WAVE
dTimEnd: 1998-02-03T06:00:00+01:00
dTimStart: 1998-02-03T03:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: CONTINUED DEBALLAST RIG TO TRANSIT DRAFT.
dTimEnd: 1998-02-03T09:30:00+01:00
dTimStart: 1998-02-03T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: COMMENCED ANCHOR HANDLING: ANCHOR # 10 BOLSTRED 11,59 HRS  N CRUSADER                            ANCHOR #  2 BOLSTRED 13,52 HRS  STRIL POWER                            ANCHOR #  4 BOLSTRED 13,57 HRS  N CRUSADER                            ANCHOR #  8 BOLSTRED 15,30 HRS  N CRUSADER                       LOST ANCHOR #  7 SEABED   15,50 HRS  STRIL POWER
dTimEnd: 1998-02-03T16:00:00+01:00
dTimStart: 1998-02-03T09:30:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- anchor
state: ok
stateDetailActivity: success
comments: RIG ON TOW TO ØLEN. PACIFIC BUCCANEER IN TOWING BRIDLE. POSITION FOR LOST ANCHOR: LAT: 58 DEG 25 MIN 28,328 SEC N                          LONG: 001 DEG 56 MIN 18,696 SEC E                          CONVERGENCE: - 0,54'15.564"  -.9043 DEGS
dTimEnd: 1998-02-04T00:00:00+01:00
dTimStart: 1998-02-03T16:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- transit
state: ok
stateDetailActivity: success
Lithology and shows: