Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-26T00:00:00+02:00 to 2008-06-27T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-27T00:00:00+02:00
dTimDiaHoleStart: 2008-06-26T06:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Set FLX packer. Inflow test ASV. POOH with THRT/landing string, break and lay down same. Run BPV and set in TH. Rig down tubing running equipment. Prepare to nipple BOP/riser.
hpht: 0
md: 3750
mdCsgLast: 3695
mdDiaHoleStart: 3761
mdPlanned: -999.99
mdPlugTop: 3654
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 72
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Terminated control lines in tubing hanger. Made up THRT / landing string. Displaced 10 m3 baseoil in to tubing. RIH and landed TH at 20,45 m MD. Tested TH. Performed low pressure tests. Set production packer and tested tubing. Inflow tested DHSV.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-26T00:00:00+02:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Ran 7" 29# S13%cr110 tubing from 2498 m MD to 2596 m MD. Installed control line clamp/protector on every collar. Average running speed 65 m/hrs.
dTimEnd: 2008-06-26T01:30:00+02:00
dTimStart: 2008-06-26T00:00:00+02:00
md: 2596
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Changed insert in BX elevator to 5 1/2". Counted joints on deck - 27 - ok. Picked up landing stand with 7" swadge. Installed control line clamp. Made up landing stand to completion string. Made up TDS. RIH with completion on 5 1/2" landing stand. Started pumping at 200 lpm when passing 2610 m MD. Tagged with ~5 MT at 2615,4 m MD without observing pressure build up. Picked up ~2 m to index ratcheting muleshoe and tried to enter PBR twice more - nogo. Picked up 3-4 m, ran in and entered PBR on 4th attempt. Observed pressure bulid up and reduced fluid returns when entering PBR, shut down pump. Tagged top of PBR with end of string at 2620 m MD.
dTimEnd: 2008-06-26T03:15:00+02:00
dTimStart: 2008-06-26T01:30:00+02:00
md: 2620
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Pulled out with landing stand. Broke out landing stand and racked back same. Changed inserts in BX elvevator to 7". Meanwhile performed space out calculation.
dTimEnd: 2008-06-26T04:45:00+02:00
dTimStart: 2008-06-26T03:15:00+02:00
md: 2596
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Laid out joint #16 and replaced with joint #21 to put stinger no-go 0,35 m above PBR. Prepared for picking up tubing hanger.
dTimEnd: 2008-06-26T06:00:00+02:00
dTimStart: 2008-06-26T04:45:00+02:00
md: 2596
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up and made up 13 5/8" TH with handling tool. Cut, stripped and prepared control lines for pulling through TH.
dTimEnd: 2008-06-26T07:00:00+02:00
dTimStart: 2008-06-26T06:00:00+02:00
md: 2596
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed fittings on control lines and pulled control lines through TH. Made up fittings on control lines on bottom/top of TH. Unable to get good test on TH penetration fittings.
dTimEnd: 2008-06-26T11:00:00+02:00
dTimStart: 2008-06-26T07:00:00+02:00
md: 2596
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Found leakage across fittings for DHSV. Made several attempts to fix fitting with locktite - negative. Took out DHSV control line. Removed fittings and installed new ones. Applied lock tite to fitting threads.
dTimEnd: 2008-06-26T16:30:00+02:00
dTimStart: 2008-06-26T11:00:00+02:00
md: 2596
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Allowed locktite thread compound to harden prior to pressure test.
dTimEnd: 2008-06-26T17:15:00+02:00
dTimStart: 2008-06-26T16:30:00+02:00
md: 2596
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested TH fittings to 35 / 345 bar 5 / 10 min - ok.
dTimEnd: 2008-06-26T18:15:00+02:00
dTimStart: 2008-06-26T17:15:00+02:00
md: 2596
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed C-plate. Landed TH in C-plate.
dTimEnd: 2008-06-26T18:30:00+02:00
dTimStart: 2008-06-26T18:15:00+02:00
md: 2596
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke off TH handling tool and laid down same.
dTimEnd: 2008-06-26T18:45:00+02:00
dTimStart: 2008-06-26T18:30:00+02:00
md: 2596
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Wrapped control lines around tubing hanger neck. Installed communication collar and teminated 3 ea hydraulic lines in same. Changed to 5 1/2" inserts in BX elevator.
dTimEnd: 2008-06-26T20:00:00+02:00
dTimStart: 2008-06-26T18:45:00+02:00
md: 2596
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up TH landing stand. Made up THRT to TH with 9 counterclockwise turns using chain tongs. Made up control lines for chemical injection, ASV and DHSV to THRT. Pressure tested DHSV/ASV control lines. Made up control lines for THRT activation.
dTimEnd: 2008-06-26T21:30:00+02:00
dTimStart: 2008-06-26T20:00:00+02:00
md: 2596
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed C-plate and masterbushing. Ran TH/THRT through rotary. Installed masterbushing. Positioned stinger at 2613 m MD approx 3 m above PBR at 2615,4 m. Made up cement hose to side entry on landing string. Marked tubing with TH landing point.
dTimEnd: 2008-06-26T22:45:00+02:00
dTimStart: 2008-06-26T21:30:00+02:00
md: 2613
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up for pumping baseoil down tubing taking returns to pits. Checked out alarm on mud pump liner spray.
dTimEnd: 2008-06-26T23:15:00+02:00
dTimStart: 2008-06-26T22:45:00+02:00
md: 2613
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pumped baseoil in to tubing at 200 lpm to obtain underbalance in well.
dTimEnd: 2008-06-27T00:00:00+02:00
dTimStart: 2008-06-26T23:15:00+02:00
md: 2613
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: