Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2016-04-20T00:00:00+02:00 to 2016-04-21T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-04-21T00:00:00+02:00
dTimDiaHoleStart: 2016-04-20T06:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rig up WL, Install Straddles (2 Run), R/D WL equipment
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 6
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Received well from production. Rigged up WL equipment. Unable to leak test Rig-up.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited for supply vessel to arrive with straddle equipment.

Meanwhile, skidded rig to F-11.
dTimEnd: 2016-04-20T09:30:00+02:00
dTimStart: 2016-04-20T06:45:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Vessel arrived rig with equipment.
dTimEnd: 2016-04-20T10:00:00+02:00
dTimStart: 2016-04-20T09:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Checked and verified the received straddle equipment OK.
dTimEnd: 2016-04-20T12:15:00+02:00
dTimStart: 2016-04-20T10:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Waited while production department prepared well for handover.

Meanwhile, cleaned and tidy rig floor and pipe deck.
dTimEnd: 2016-04-20T16:30:00+02:00
dTimStart: 2016-04-20T12:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Received well from production department.
dTimEnd: 2016-04-20T16:45:00+02:00
dTimStart: 2016-04-20T16:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Replaced permanent hatch with WL hatch
dTimEnd: 2016-04-20T17:30:00+02:00
dTimStart: 2016-04-20T16:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Inflow tested SV and TKV on XMT. Leak tested KWV to 20/345 bar for 5/10 min.
dTimEnd: 2016-04-20T18:00:00+02:00
dTimStart: 2016-04-20T17:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Hooked up chiksan manifold on KW and leak tested same to 20/345 bar for 5/10 min.
dTimEnd: 2016-04-20T18:30:00+02:00
dTimStart: 2016-04-20T18:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Removed top cap on XMT.
dTimEnd: 2016-04-20T18:40:00+02:00
dTimStart: 2016-04-20T18:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lifted riser section and BOP from moonpool area and landed on XMT.
dTimEnd: 2016-04-20T19:45:00+02:00
dTimStart: 2016-04-20T18:40:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Connected hoses for test pump and local control of DHSV and HMV on XMT.
dTimEnd: 2016-04-20T20:35:00+02:00
dTimStart: 2016-04-20T19:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to lifting lubricator and GIH.
dTimEnd: 2016-04-20T20:45:00+02:00
dTimStart: 2016-04-20T20:35:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lifted lubricator and GIH from catwalk and hung off same above riser section on drill floor.
dTimEnd: 2016-04-20T21:20:00+02:00
dTimStart: 2016-04-20T20:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: M/U BHA for run #2 (Straddle w/ tractor) in Lubricator. Added 80 L starlube in riser before stabbing lubricator. Filled lubricator with MEG. 
Attempted to leak test rig-up to 20/345 bar for 5/10 min. Dicovered leakage in GIH due to error in Grease pump.
dTimEnd: 2016-04-20T22:45:00+02:00
dTimStart: 2016-04-20T21:20:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Waited while Altus and Maersk mechanic fixed grease pump.
dTimEnd: 2016-04-21T00:00:00+02:00
dTimStart: 2016-04-20T22:45:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
Lithology and shows: