Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2015-11-05T00:00:00+01:00 to 2015-11-06T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-11-06T00:00:00+01:00
dTimDiaHoleStart: 2015-11-02T18:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Operation complete. Demobilize personnel and equipment.
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 4
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Packed wireline equipment ready for backload. Cleaned and tidy area.
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Packed wireline winch and 7/16" add-on.
dTimEnd: 2015-11-05T03:00:00+01:00
dTimStart: 2015-11-05T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Packed Altus work container. Cleaned and tidy area. 

----------------------- END OF OPERATION ----------------------
dTimEnd: 2015-11-05T07:00:00+01:00
dTimStart: 2015-11-05T03:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: