Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-04-02T00:00:00+02:00 to 2013-04-03T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
daysBehind: 17.4
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-04-03T00:00:00+02:00
dTimDiaHoleStart: 2013-03-23T05:30:00+01:00
diaHole: 26
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 20" casing.
hpht: 0
md: 1365
mdCsgLast: 202.3
mdDiaHoleStart: 257
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 28
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Racked back and laid down 26" bottom hole assembly.
Rigged up to run 20" casing.
Picked up and made up shoe joint, float collar joint and one intermediate joint with thread lock.
Troubleshooting and repairing of pipe deck machine (PDM)
tightWell: 0
tvd: 1345.5
tvdCsgLast: 202
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2013-04-02T08:00:00+02:00
density: 1.35
locationSample: Active pit
md: 455
mudClass: water based
presBopRating: 345
pv: 32
type: KCl/Polymer/GEM
visFunnel: -999.99
yp: 14
Pore pressure:
Survey stations:
Activities:
comments: Broke out and racked back 5 1/2" heavy weight drill pipe and 9 1/2" drill collars in derrick from 144m MD to 60m MD.
dTimEnd: 2013-04-02T03:00:00+02:00
dTimStart: 2013-04-02T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Downloaded MWD.
dTimEnd: 2013-04-02T03:30:00+02:00
dTimStart: 2013-04-02T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Broke out and laid down OnTrak, GyroTrak and motor to deck.
dTimEnd: 2013-04-02T06:45:00+02:00
dTimStart: 2013-04-02T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to rig up casing running equipment.
dTimEnd: 2013-04-02T07:30:00+02:00
dTimStart: 2013-04-02T06:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Made up cement stand and racked back in derrick. Rigged up to run 20" casing. Removed drilling bails and elevators, installed casing bails and elevators. Observed that 20" casing tong door had problems opening and closing.
dTimEnd: 2013-04-02T14:30:00+02:00
dTimStart: 2013-04-02T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Retrieved CTS and hoses from seabed. 

Meanwhile: Performed prejob meeting prior to run 20" casing.
dTimEnd: 2013-04-02T17:00:00+02:00
dTimStart: 2013-04-02T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed 20" casing bushings and slips.
dTimEnd: 2013-04-02T18:00:00+02:00
dTimStart: 2013-04-02T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up shoe joint on deck. Verified float by hosing water through it. Made up shoe joint and float collar joint. Thread locked to connection. Experienced problems with Pipedeck Machine (PDM). Claw did not open. Not able to pick up casing joints from pipedeck to catwalk.
dTimEnd: 2013-04-02T20:30:00+02:00
dTimStart: 2013-04-02T18:00:00+02:00
md: 36
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Troubleshoot and repaired Pipedeck Machine (PDM). Found tilt function and boom extension not working.

Meanwhile: Performed general maintanence.
dTimEnd: 2013-04-03T00:00:00+02:00
dTimStart: 2013-04-02T20:30:00+02:00
md: 36
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
Lithology and shows: