Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2016-10-18T00:00:00+02:00 to 2016-10-19T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-19T00:00:00+02:00
dTimDiaHoleStart: 2016-07-08T11:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Cut and pull production riser on F-14
- Skid rig to F-12
- Cut and pull production riser on F-12
hpht: 0
md: -999.99
mdCsgLast: 1368.4
mdDiaHoleStart: 3500
mdPlanned: -999.99
presTestType: leak off test
reportNo: 24
ropCurrent: -999.99
sum24Hr: - Cut and pulled production riser
- Skidded rig to F-14
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: R/U cutting machine
Cut Tensioner joint. Needed to change knifes due to jamming. Significant wave height between 2,4m and 2,8m
R/D cutting machine
dTimEnd: 2016-10-18T02:15:00+02:00
dTimStart: 2016-10-18T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for L/O Tensioner joint and Multibowl.
dTimEnd: 2016-10-18T02:30:00+02:00
dTimStart: 2016-10-18T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U equipment for L/O Tensioner joint and Multibowl.
dTimEnd: 2016-10-18T02:45:00+02:00
dTimStart: 2016-10-18T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O Tensioner joint and Multibowl (Lift #1)
Removed Multibowl RT and NT2 connector.
dTimEnd: 2016-10-18T03:30:00+02:00
dTimStart: 2016-10-18T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed handling tools and NT2 connector
R/D elevator.
Connected bails to manual elevator.
dTimEnd: 2016-10-18T04:15:00+02:00
dTimStart: 2016-10-18T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled upper pup and splash zone joint (Lift #2), cleaned riser on centralizer deck.
Installed elevator on masterbushing and landed off riser.
dTimEnd: 2016-10-18T05:15:00+02:00
dTimStart: 2016-10-18T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
Cut riser. Significant wave height 2,1m.
R/D cutting machine
dTimEnd: 2016-10-18T06:00:00+02:00
dTimStart: 2016-10-18T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O splash zone joint (Lift #2).
dTimEnd: 2016-10-18T06:15:00+02:00
dTimStart: 2016-10-18T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled riser (Lift #3)
Installed master bushing and elevator. Landed off riser onto elevator.
dTimEnd: 2016-10-18T06:45:00+02:00
dTimStart: 2016-10-18T06:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
Cut riser joint. Significant wave height 1,6m.
R/D cutting machine.

Meanwhile: Performed TBT for L/O riser joint.
dTimEnd: 2016-10-18T07:15:00+02:00
dTimStart: 2016-10-18T06:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled riser (Lift #4). Cleaned off marine growth on centralizer deck.
Installed master bushing and elevator. Landed riser onto elevator.
Riser out of splash zone at 0800.
dTimEnd: 2016-10-18T08:00:00+02:00
dTimStart: 2016-10-18T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
Cut riser
R/D cutting machine
dTimEnd: 2016-10-18T08:30:00+02:00
dTimStart: 2016-10-18T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint (Lift #4).
Pulled riser (Lift #5). Cleaned off marine growth.
Installed master bushing and elevator. Landed off riser onto elevator.
dTimEnd: 2016-10-18T09:00:00+02:00
dTimStart: 2016-10-18T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
Cut riser
R/D cutting machine.
dTimEnd: 2016-10-18T09:45:00+02:00
dTimStart: 2016-10-18T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint (Lift #5).
Pulled riser (Lift #6). Cleaned off marine growth.
Installed master bushing and elevator. Landed off riser onto elevator.
dTimEnd: 2016-10-18T10:15:00+02:00
dTimStart: 2016-10-18T09:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
Cut riser
R/D cutting machine

Meanwhile: Performed TBT for installing hatches
dTimEnd: 2016-10-18T11:00:00+02:00
dTimStart: 2016-10-18T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint (Lift #6)
L/O last joint (Lift #7)
dTimEnd: 2016-10-18T11:30:00+02:00
dTimStart: 2016-10-18T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed hatches.
Removed scaffolding

**** END OF REPORT ****
dTimEnd: 2016-10-18T11:45:00+02:00
dTimStart: 2016-10-18T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: