Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-11T00:00:00+02:00 to 2013-10-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 1.9
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-12T00:00:00+02:00
dTimDiaHoleStart: 2013-10-06T12:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Complete N/U BOP and pressure test same.
M/U run #7, RIH w/ S/L and retrieve shallow set EVO plug.
R/D wireline.
M/U cutting BHA #1, P/U 3 1/2" DP from deck and RIH.
Cut 7" tubing above DHSV.
RIH and cut 7" tubing below FLX-4.
POOH and L/D cutting BHA #1.
hpht: 0
md: 3049
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 53
ropCurrent: -999.99
sum24Hr: M/U fishing BHA, RIH and fished lost toolstring.
POOH and L/D toolstring.
Re-arranged fishing BHA to fish FLO, RIH and fished FLO.
POOH and L/D FLO.
M/U shallow set EVO plug (run #6), RIH on S/L and set plug at 35 m.
P/T plug to 20/240 bar for 5/10 min.
N/D Xmas tree on F-15.
Prepared for N/U BOP, skidded BOP to well center.
Installed slick joint and prepared for skidding cantilever package.
tightWell: 0
tvdCsgLast: 3044
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-11T10:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: M/U fishing BHA w/ overshoot and bell guide, re-dressed core and tested same.
dTimEnd: 2013-10-11T01:00:00+02:00
dTimStart: 2013-10-11T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: equipment failure
comments: RIH with fishing BHA to 470 m.
dTimEnd: 2013-10-11T01:15:00+02:00
dTimStart: 2013-10-11T01:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: equipment failure
comments: Engaged fish at 470 m, confirmed additional weight. POOH with 30 m/min from 470 m to surface.
dTimEnd: 2013-10-11T01:30:00+02:00
dTimStart: 2013-10-11T01:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: equipment failure
comments: L/D recovered toolstring, FLO left in hole. M/U assembly to fish FLO.
dTimEnd: 2013-10-11T02:30:00+02:00
dTimStart: 2013-10-11T01:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: equipment failure
comments: RIH with FLO fishing assembly to 477 m.
dTimEnd: 2013-10-11T02:45:00+02:00
dTimStart: 2013-10-11T02:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: equipment failure
comments: Engaged FLO, confirmed additional weight. POOH from 477 m to surface.
dTimEnd: 2013-10-11T03:00:00+02:00
dTimStart: 2013-10-11T02:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Closed SV. L/D fishing BHA and FLO on deck.
dTimEnd: 2013-10-11T04:00:00+02:00
dTimStart: 2013-10-11T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: M/U toolstring run #6 (shallow EVO plug).
RIH on S/L and positioned EVO plug at 35 m. Set plug using DPU w/ timer (40 min).
POOH with toolstring #6 and L/D same.
dTimEnd: 2013-10-11T05:15:00+02:00
dTimStart: 2013-10-11T04:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Lined up and P/T shallow plug to 20/240 bar for 5/10 min. Good test.
Meanwhile layed down lubricator.
dTimEnd: 2013-10-11T05:45:00+02:00
dTimStart: 2013-10-11T05:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Pulled wireline riser and L/O same. Removed W/L BOP and spool. Cleared all W/L equipment from rig floor.
dTimEnd: 2013-10-11T08:00:00+02:00
dTimStart: 2013-10-11T05:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Removed hatches on slot F-15 above Xmas tree. Opened tree and drained remaining OBM using samson unit.
dTimEnd: 2013-10-11T10:30:00+02:00
dTimStart: 2013-10-11T08:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed flow line elbow from tree.
Meanwhile informed production department and requested to shut in wells as per SIMOPS procedure.
dTimEnd: 2013-10-11T11:45:00+02:00
dTimStart: 2013-10-11T10:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/U and pulled fox hole. Rigged up lifting equipment on tree.
Held TBT prior to lifting of Xmas tree.
dTimEnd: 2013-10-11T13:00:00+02:00
dTimStart: 2013-10-11T11:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lifted Xmas tree into moon pool. Lifted spool piece to rig floor.
dTimEnd: 2013-10-11T14:15:00+02:00
dTimStart: 2013-10-11T13:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed Xmas tree on transport frame. Installed master bushings and lowered fox hole.
dTimEnd: 2013-10-11T14:45:00+02:00
dTimStart: 2013-10-11T14:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: GE Vetco removed control lines from multibowl.
Meanwhile lifted surface riser joint to rotary. 
L/O 3 1/2" DP, prepared finger board for 3 1/2" DP stands. Changed out fox hole and IRN dies, adjusted PDM to 3 1/2" DP.
dTimEnd: 2013-10-11T18:15:00+02:00
dTimStart: 2013-10-11T14:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered communication collar onto multibowl. GE Vetco installed same.
Held TBT for handling hatches and riser joint.
dTimEnd: 2013-10-11T19:15:00+02:00
dTimStart: 2013-10-11T18:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed cross beam and hatches in moon pool.
dTimEnd: 2013-10-11T20:15:00+02:00
dTimStart: 2013-10-11T19:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed master bushing. Ran surface riser and M/U same to multibowl.
dTimEnd: 2013-10-11T21:15:00+02:00
dTimStart: 2013-10-11T20:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed half moons and prepared BOP for skidding.
dTimEnd: 2013-10-11T22:15:00+02:00
dTimStart: 2013-10-11T21:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Moved BOP to well centre.
dTimEnd: 2013-10-11T23:00:00+02:00
dTimStart: 2013-10-11T22:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed slick joint. Installed Master bushings.
Meanwhile R/U diverter and prepared for skidding.
dTimEnd: 2013-10-12T00:00:00+02:00
dTimStart: 2013-10-11T23:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: