Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-08-26T00:00:00+02:00 to 2008-08-27T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-27T00:00:00+02:00
dTimDiaHoleStart: 2008-08-23T22:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Operation transferred to F-9.
hpht: 0
md: 3792
mdCsgLast: 3790.1
mdDiaHoleStart: 3792
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 57
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Continued RD WL equipment. Tested XMT tree cap and KWV to 35/380 bar for 5/10 min. Handed over well to production at 12:00. 
tightWell: 0
tvd: 3247
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-08-26T16:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 3792
mudClass: other
presBopRating: 345
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued to LD and observe 4.5" perforation guns. Changed out firing head with btm nose. Re-stabbed lubricator at in-situ sub.
dTimEnd: 2008-08-26T00:45:00+02:00
dTimStart: 2008-08-26T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Lined up and leak tested line from cement unit to outer A-annulus valve to 30/380 bar for 5/10 min using packer fluid. 3.6 bar (0.95%) drop on high pressure test. 20 ltrs pumped.

Opened inner and outer A-annulus. Ensured B-annulus was open. Monitored pressure on tubing side on lubricator. Pressured up A-annulus to 380 bar. Closed inner A-annulus valve. Bled off pressure to 5 bar to cmt unit. Inflow tested inner A-annulus valve to 380 bar for 30 min using packer fluid. 0.5 bar increase on test. 1190 ltrs pumped and 1100 ltrs bled back. No leak observed on B-annulus. Vacuum on tubing side. Equalized and opened A-annulus valve. Bled off pressure.
dTimEnd: 2008-08-26T02:30:00+02:00
dTimStart: 2008-08-26T00:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RD lubricatoor on rig floor. Disconnected and pulled riser sections above BOP to rig floor.

Meanwhile brushed F-9 subsea wellhead before installing VX-ring.
dTimEnd: 2008-08-26T04:30:00+02:00
dTimStart: 2008-08-26T02:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RD hydraulic BOP hoses. Disconnected  WL BOP's and transfered to overhead crane in moonpool. 

Meanwhile brushed F-9 subsea wellhead before installing VX-ring.
dTimEnd: 2008-08-26T06:00:00+02:00
dTimStart: 2008-08-26T04:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Continued disconnecting  WL BOP's and transfering them by overhead crane in moonpool.
dTimEnd: 2008-08-26T08:00:00+02:00
dTimStart: 2008-08-26T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Removed manifold from XMT. Installed blind cap outside KWV and XMT tree cap with 1/2" needle valve on top. RU test hose from needle valve to Seawell test pump. Leak tested XMT cross to 35/380 bar for 5/10 min against KWV cap and XMT cap. Bled off pressure to zero. Closed needle valves and disconnected test pump. Closed KWV and SV.

Meanwhile removed hatch and lifted out UWG reel, WL BOP's and half moon hatches from moonpool to main deck.
dTimEnd: 2008-08-26T08:45:00+02:00
dTimStart: 2008-08-26T08:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Installed hatch on F-5 and continued removing WL equipment from moonpool.

Meanwhile disassembled scaffolding bridges from cantiliver.
dTimEnd: 2008-08-26T10:45:00+02:00
dTimStart: 2008-08-26T08:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Transfered operation of HMV and TRSCSSV to platform system/production. Filled in and signed "Well handover document" and handed over well from Volve D&W to Mærsk Production at 12:00. 

Meanwhile removed scaffolding around moonpool hatch. 
 ****************END OF OPERATIONS****************
dTimEnd: 2008-08-26T12:00:00+02:00
dTimStart: 2008-08-26T10:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: