Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-09-29T00:00:00+02:00 to 2008-09-30T00:00:00+02:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-09-30T00:00:00+02:00
dTimDiaHoleStart: 2008-09-20T04:00:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 2536
mdCsgLast: 1368.4
mdDiaHoleStart: 1381
mdPlanned: -999.99
mdStrengthForm: 1381
presTestType: formation integrity test
reportNo: 30
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: None
tightWell: 0
tvd: 2350
tvdCsgLast: 1340.4
tvdStrengthForm: 1349
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to pump down gyro from surface to 2400 m (bit depth) with 440 lpm / SPP 5 bar. Landed out in inside 12 1/4" BHA at 2289 m. Established tool faces according to Gyrodata's instructions. Survey taken from 2286.3 to seabed.
dTimEnd: 2008-09-29T00:30:00+02:00
dTimStart: 2008-09-29T00:00:00+02:00
md: 2400
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Flow checked well at 2400 m. Static.
dTimEnd: 2008-09-29T01:00:00+02:00
dTimStart: 2008-09-29T00:30:00+02:00
md: 2400
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Pumped 4.7 m3 1.70 sg slug at 880 lpm / SPP 17 bar / 10 rpm / torque 7-9 k Nm.
dTimEnd: 2008-09-29T01:15:00+02:00
dTimStart: 2008-09-29T01:00:00+02:00
md: 2400
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: POOH with 12 1/4" BHA on 5 1/2" DP from 2400 m to 1313 m. Pulling speed: 5-6 stds/hr. Performed gyro surveys according to Gyrodata instructions. No obstructions met in 20" csg shoe area.
dTimEnd: 2008-09-29T06:00:00+02:00
dTimStart: 2008-09-29T01:15:00+02:00
md: 1313
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: POOH with 12 1/4" BHA on 5 1/2" DP from 1313 m to 186 m. Pulling speed: 7 stds/hr. Performed gyro surveys according to Gyrodata instructions.
dTimEnd: 2008-09-29T10:00:00+02:00
dTimStart: 2008-09-29T06:00:00+02:00
md: 186
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: POOH with 12 1/4" BHA from 186 m to OOH. Recovered gyro. LD 2 x monel DC's. Changed to PS 21 and  removed master bushings before handling MWD tools and powerdrive. Dumped data from MWD tools and RB in derrick. Cleaned and cleared rig floor.
dTimEnd: 2008-09-29T15:30:00+02:00
dTimStart: 2008-09-29T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held tool box talk for manriding. Serviced and inspected TDS and fwd PRS for loose items. Found cable hanging outside cable tray on PRS dragchain in derrick.
dTimEnd: 2008-09-29T17:15:00+02:00
dTimStart: 2008-09-29T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Man-rode to re-install cables inside PRS drag chain. Made up goose neck for cables to stop them from moving outside drag chain when moving the PRS.

Meanwhile performed maintenance and house keeping. Held tool box meeting prior to retrieving nominal seat protector and RU 9 5/8" csg equipment.
dTimEnd: 2008-09-29T23:45:00+02:00
dTimStart: 2008-09-29T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: PU and MU WBRRT.
dTimEnd: 2008-09-30T00:00:00+02:00
dTimStart: 2008-09-29T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: