Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2007-12-28T00:00:00+01:00 to 2007-12-29T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-12-29T00:00:00+01:00
dTimDiaHoleStart: 2007-12-23T15:45:00+01:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with casing to 1218 m. M/U 18 3/4" WH/CART, RIH with same. Circulate hole clean. Cement 20" casing. Pull out with CART.
hpht: 0
md: 1378
mdCsgLast: 220.6
mdDiaHoleStart: 226
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 11
ropCurrent: -999.99
strengthForm: 0
sum24Hr: RIH with 20" casing from surface to 1144 m.
tightWell: 0
tvd: 1347
tvdCsgLast: 220.6
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2007-12-28T22:00:00+01:00
density: 1.4
locationSample: Reserve pit
md: 1378
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 132
yp: -999.99
Pore pressure:
dTim: 2007-12-29T00:00:00+01:00
equivalentMudWeight: 1.03
md: 1378
readingKind: estimated
Survey stations:
Activities:
comments: Continued rigging up 20" casing handling equipment, Odfjell casing tong and FAC tool. Changed to 20' bails and elevator. Installed PS-30 slips.

dTimEnd: 2007-12-28T02:45:00+01:00
dTimStart: 2007-12-28T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Crew change, handover between day/night shift.

dTimEnd: 2007-12-28T03:00:00+01:00
dTimStart: 2007-12-28T02:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued rigging up 20" casing handling equipment.

dTimEnd: 2007-12-28T04:30:00+01:00
dTimStart: 2007-12-28T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to run 20" casing. 

dTimEnd: 2007-12-28T05:00:00+01:00
dTimStart: 2007-12-28T04:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up shoe joint and made up intermediate joint, Baker locked same. Filled shoe with SW for integrity test.
dTimEnd: 2007-12-28T06:00:00+01:00
dTimStart: 2007-12-28T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 20" casing from 36 m to 138 m. Filled every jnt with SW.

dTimEnd: 2007-12-28T07:30:00+01:00
dTimStart: 2007-12-28T06:00:00+01:00
md: 138
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Entered 30" conductor at 138 m continued RIH with 20 casing to 214 m. Filled every jnt with SW. Hydraulic hose came off elevator.
dTimEnd: 2007-12-28T09:30:00+01:00
dTimStart: 2007-12-28T07:30:00+01:00
md: 214
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Re-connected hydraulic hose to elevator.
dTimEnd: 2007-12-28T10:15:00+01:00
dTimStart: 2007-12-28T09:30:00+01:00
md: 214
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Continued RIH with 20" casing from 214 m to 448 m. Damaged box of jnt # 77. Filled every jnt with SW.  

dTimEnd: 2007-12-28T15:15:00+01:00
dTimStart: 2007-12-28T10:15:00+01:00
md: 448
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Laid out jnt # 77.
dTimEnd: 2007-12-28T16:15:00+01:00
dTimStart: 2007-12-28T15:15:00+01:00
md: 448
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued RIH with 20" casing from 448 m to 956 m. Filled every jnt with SW.
dTimEnd: 2007-12-29T00:00:00+01:00
dTimStart: 2007-12-28T16:15:00+01:00
md: 956
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: