Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-10-01T00:00:00+02:00 to 2008-10-02T00:00:00+02:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-10-02T00:00:00+02:00
dTimDiaHoleStart: 2008-09-20T04:00:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Secure upper part of fwd PRS to derrick beam and install net. RD FAC tool and Odfjell elevator. RU BX elevator and laFleur. RIH with 9 5/8" csg in singles from cantiliver from 1790 m to 2530 m. Land 9 5/8" csg. PU cmt head.
hpht: 0
md: 2536
mdCsgLast: 2561.8
mdDiaHoleStart: 1381
mdPlanned: -999.99
mdStrengthForm: 1381
presTestType: formation integrity test
reportNo: 32
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: Circulated and reciprocated 9 5/8" csg from 1790 m to 1783 m.  Meanwhile inspected upper part of fwd PRS. Removed loose items. Secured lower part of fwd PRS. Secured cable tray and PRS flush joint with ropes due to high wind forcast.
tightWell: 0
tvd: 2350
tvdCsgLast: 2416.2
tvdStrengthForm: 1349
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Cleared drillfloor and cantilever off personnel and barried off exposed area if PRS was to fall further. Re-started TDS after emergency stop had been activated.
dTimEnd: 2008-10-01T00:30:00+02:00
dTimStart: 2008-10-01T00:00:00+02:00
md: 1774
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Checked for loose items in derrick. None. Took pictures in derrick and discussed further action. Held meeting regarding the incident.

Meanwhile circulated with 650 lpm / 25 bar and reciprocated 9 5/8" csg from 1790 m to 1783 m, due to 20 MT overpull when attempting to reciprocate on full csg std no 16 (1791 m - 1756 m).
dTimEnd: 2008-10-01T02:00:00+02:00
dTimStart: 2008-10-01T00:30:00+02:00
md: 1790
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Waited for CAN (climbers) to inspect upper part of fwd PRS.
dTimEnd: 2008-10-01T06:00:00+02:00
dTimStart: 2008-10-01T02:00:00+02:00
md: 1790
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Circulated with 1000 lpm / 27 bar and reciprocated 9 5/8" csg from 1790 m to 1783 m.

Meanwhile inspected upper part of fwd PRS using climbers from CAN. Removed loose items. Secure lower part of fwd PRS with wire slings to samson post at drillfloor V-door. Secured cable tray and PRS flush joint hanging under upper racking arm with ropes due to high wind forcast.
dTimEnd: 2008-10-01T11:00:00+02:00
dTimStart: 2008-10-01T06:00:00+02:00
md: 1790
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Circulated with 1000 lpm / 27 bar and reciprocated 9 5/8" csg from 1790 m to 1783 m.

Waiting for CAN (climbers) to secure upper part of fwd PRS to derrick beam and install net.
dTimEnd: 2008-10-02T00:00:00+02:00
dTimStart: 2008-10-01T23:00:00+02:00
md: 1790
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
Lithology and shows: