Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2009-03-10T00:00:00+01:00 to 2009-03-11T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 2.3
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-03-11T00:00:00+01:00
dTimDiaHoleStart: 2009-03-06T18:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Perform PLT logging program as per program. POOH with WL. Inflow test HMV. Bleed down riser/lubricator. Hook up permanent controls on HMV and DHSV. Stand by WL rig down and produce well until scheduled shut-in.
hpht: 0
md: 3750
mdCsgLast: 3695
mdPlanned: -999.99
mdPlugTop: 3654
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 5
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Made PLT logging passes from 3395 m to 2950 m MD at 10/20/30/40 m/min. Beaned up well to 3000 Sm3/d. Took PLT stationary readings. Made PLT logging passes from 3395 m to 2950 m MD at 10/20/30/40 m/min. Beaned up well to 4250 Sm3/d. Made PLT logging passes from 3395 m to 2950 m MD at 40 and 30 m/min.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2009-03-10T23:59:00+01:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Waited on production department to start up production.
dTimEnd: 2009-03-10T00:45:00+01:00
dTimStart: 2009-03-10T00:00:00+01:00
md: 2900
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
comments: Produced well at 1600 Sm3/d. WL stand-by for flowing well / stabilizing FBHP (<0,1 bar variance 1 hr). Obtained stable FBHP of ~283 bar at DHPG.
dTimEnd: 2009-03-10T04:00:00+01:00
dTimStart: 2009-03-10T00:45:00+01:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 2973 m MD and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 2973 m to 3395 m MD.
dTimEnd: 2009-03-10T05:00:00+01:00
dTimStart: 2009-03-10T04:00:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH with PLT/tractor toolstring on 7/16" EWL from 3395 m to 2950 m MD.

Took stationary PLT readings at :
3333 m MD
3304 m MD
3173 m MD
3040 m MD
2950 m MD
dTimEnd: 2009-03-10T06:00:00+01:00
dTimStart: 2009-03-10T05:00:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3038 m MD and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3038 m to 3395 m MD.
dTimEnd: 2009-03-10T06:45:00+01:00
dTimStart: 2009-03-10T06:00:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made upwards logging pass from 3395 m to 2950 m MD at 10 m/min.
dTimEnd: 2009-03-10T07:30:00+01:00
dTimStart: 2009-03-10T06:45:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3033 m MD and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3033 m to 3395 m MD.
dTimEnd: 2009-03-10T08:00:00+01:00
dTimStart: 2009-03-10T07:30:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made upwards logging pass from 3395 m to 2950 m MD at 20 m/min.
dTimEnd: 2009-03-10T08:15:00+01:00
dTimStart: 2009-03-10T08:00:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3049 m MD and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3049 m to 3395 m MD.
dTimEnd: 2009-03-10T09:00:00+01:00
dTimStart: 2009-03-10T08:15:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made upwards logging pass from 3395 m to 2950 m MD at 30 m/min.
dTimEnd: 2009-03-10T09:15:00+01:00
dTimStart: 2009-03-10T09:00:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3053 m MD and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3053 m to 3395 m MD.
dTimEnd: 2009-03-10T09:45:00+01:00
dTimStart: 2009-03-10T09:15:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made upwards logging pass from 3395 m to 2950 m MD at 40 m/min. Picked up to 2900 m MD.
dTimEnd: 2009-03-10T10:00:00+01:00
dTimStart: 2009-03-10T09:45:00+01:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Beaned up well in increments to 3000 Sm3/d. WL stand-by for flowing well / stabilizing FBHP (<0,2 bar variance 1 hr). Obtained stable FBHP of ~273 bar at DHPG.
dTimEnd: 2009-03-10T15:15:00+01:00
dTimStart: 2009-03-10T10:00:00+01:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3001 m MD  and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3001 m to 3395 m MD.
dTimEnd: 2009-03-10T16:00:00+01:00
dTimStart: 2009-03-10T15:15:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH with PLT/tractor toolstring on 7/16" EWL from 3395 m to 2950 m MD.

Took stationary PLT readings at :
3333 m MD
3304 m MD
3173 m MD
3040 m MD
2950 m MD
dTimEnd: 2009-03-10T17:00:00+01:00
dTimStart: 2009-03-10T16:00:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3005 m MD  and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3005 m to 3395 m MD.
dTimEnd: 2009-03-10T17:45:00+01:00
dTimStart: 2009-03-10T17:00:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made upwards logging pass from 3395 m to 2950 m MD at 10 m/min.
dTimEnd: 2009-03-10T18:30:00+01:00
dTimStart: 2009-03-10T17:45:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3017 m MD  and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3017 m to 3395 m MD.
dTimEnd: 2009-03-10T19:00:00+01:00
dTimStart: 2009-03-10T18:30:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made upwards logging pass from 3395 m to 2950 m MD at 20 m/min.
dTimEnd: 2009-03-10T19:30:00+01:00
dTimStart: 2009-03-10T19:00:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3057 m MD  and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3057 m to 3395 m MD.
dTimEnd: 2009-03-10T20:15:00+01:00
dTimStart: 2009-03-10T19:30:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made upwards logging pass from 3395 m to 2950 m MD at 30 m/min.
dTimEnd: 2009-03-10T20:30:00+01:00
dTimStart: 2009-03-10T20:15:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH to 3082 m MD  and powered up tractor. RIH with PLT/tractor toolstring on 7/16" EWL from 3082 m to 3395 m MD.
dTimEnd: 2009-03-10T21:00:00+01:00
dTimStart: 2009-03-10T20:30:00+01:00
md: 3395
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Made upwards logging pass from 3395 m to 2950 m MD at 40 m/min. Picked up to 2900 m MD. PLT data checked by PETEK engineer - ok.
dTimEnd: 2009-03-10T22:30:00+01:00
dTimStart: 2009-03-10T21:00:00+01:00
md: 2950
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Beaned up well to 4000 Sm3/d. Meanwhile RIH to 3027 m MD. Took p/u weight at 10 m/min to verify simulations. P/u weight ~3100 lbs in correspondance with simulated values. Picked up to 2900 m MD
dTimEnd: 2009-03-10T23:15:00+01:00
dTimStart: 2009-03-10T22:30:00+01:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Beaned up well to 4500 Sm3/d.
dTimEnd: 2009-03-11T00:00:00+01:00
dTimStart: 2009-03-10T23:15:00+01:00
md: 2900
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: