Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1992-09-17T00:00:00+02:00 to 1992-09-18T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-18T00:00:00+02:00
dateDrillComplete: 1992-12-18
daysBehind: 9.3
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1992-09-18T00:00:00+02:00
dTimDiaHoleStart: 1992-09-15T01:00:00+02:00
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: -DRILL 9 7/8" PILOT HOLE TO 547M.
-DISPLACE HOLE TO 1,25 SG MUD AND POOH.
hpht: 0
md: -999.99
mdDiaHoleStart: 0
mdKickoff: 562
mdPlanned: -999.99
reportNo: 10
ropCurrent: -999.99
sum24Hr: -PULLED OUT WITH CTS LANDING STRING.
-MAKE UP 9 7/8" BHA.
-POSITIONED RIG OVER WELL.
-DRILLED 9 7/8" PILOTHOLE FROM 109 M TO 134 M.
-POOH TO CTS PUMP DUE TO MWD DEPTH FAILURE.
-RIH, DRILLED 9 7/8" PILOTHOLE FROM 134 M TO 180 M.
tightWell: 0
waterDepth: 84
Drilling fluid:
Pore pressure:
Survey stations:
azi: -999.99
dTim: 1992-09-18T00:00:00+02:00
incl: -999.99
md: 106
tvd: -999.99
azi: 96.18
dTim: 1992-09-18T00:00:00+02:00
incl: .2
md: 120.4
tvd: -999.99
azi: 31.13
dTim: 1992-09-18T00:00:00+02:00
incl: .2
md: 136.1
tvd: -999.99
azi: 333.63
dTim: 1992-09-18T00:00:00+02:00
incl: .1
md: 163.1
tvd: -999.99
Activities:
comments: RAN CTS. HAD PROBLEMS STABBING INTO PGB AND USED SCORPION TO HELP STABBING. STABBED IN WITH CTS 01:40 HRS.
dTimEnd: 1992-09-17T02:00:00+02:00
dTimStart: 1992-09-17T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: TOOK WEIGHT WHEN CTS WAS 1.20M ABOVE PGB. CHECKED CTS HOSE, HYDRAULIC HOSE, OK. SLACKED OFF CTS WEIGHT (5-6 TONS). CTS STILL AT THE SAME PLACE.
dTimEnd: 1992-09-17T03:00:00+02:00
dTimStart: 1992-09-17T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: STARTED CTS PUMP. MAX. RATE APPROX. 7000 L/MIN. WITH 160 BAR PRESSURE, WHILE OBSERVING OUTLET CTS HOSE WITH ROV.
dTimEnd: 1992-09-17T04:00:00+02:00
dTimStart: 1992-09-17T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: SET BIT ON BOTTOM AT 108,5M. JETTED FROM 108,5M TO 110M. MAX RATE 1650 L/MIN. CTS PUMP LANDED ON PGB.
dTimEnd: 1992-09-17T04:30:00+02:00
dTimStart: 1992-09-17T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: OPENED RAM ON CTS. PULLED 26" BIT ABOVE TEMPLATE.
dTimEnd: 1992-09-17T05:00:00+02:00
dTimStart: 1992-09-17T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: MOVED RIG 25M, DIRECTION 110 DEG..
dTimEnd: 1992-09-17T05:30:00+02:00
dTimStart: 1992-09-17T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: PULLED OUT OF HOLE WITH CTS LANDING STRING.
dTimEnd: 1992-09-17T06:00:00+02:00
dTimStart: 1992-09-17T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: PULLED OUT OF HOLE WITH CTS LANDING STRING. LAID DOWN BIT AND SUBS.
dTimEnd: 1992-09-17T07:00:00+02:00
dTimStart: 1992-09-17T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: MADE UP AND RACKED BACK 10 STANDS 5" DP.
dTimEnd: 1992-09-17T14:00:00+02:00
dTimStart: 1992-09-17T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: PICKED UP BOTTOM HOLE ASSEMBLY NO.1. SET MEMORY ON MWD AND FUNCTIONED SAME, OK.
dTimEnd: 1992-09-17T18:30:00+02:00
dTimStart: 1992-09-17T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: MADE UP JAR, 2 X 8" DC, CROSSED OVER TO HWDP AND RAN IN TO 91M.
dTimEnd: 1992-09-17T20:00:00+02:00
dTimStart: 1992-09-17T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: MOVED RIG TO 15M OFF LOCATION.
dTimEnd: 1992-09-17T21:00:00+02:00
dTimStart: 1992-09-17T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: INSTALLED AND RAN GUIDE FRAME. FOUND WIRE FOR CTS HOSE TWISTED. UNTWISTED SAME.
dTimEnd: 1992-09-17T21:30:00+02:00
dTimStart: 1992-09-17T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: MOVED RIG IN POSITION OVER TEMPLATE.
dTimEnd: 1992-09-17T22:00:00+02:00
dTimStart: 1992-09-17T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: UNTWISTED WIRE FOR CTS HOSE.
dTimEnd: 1992-09-17T22:30:00+02:00
dTimStart: 1992-09-17T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: HELD SHALLOW GAS MEETING WITH THE CREW.
dTimEnd: 1992-09-17T23:00:00+02:00
dTimStart: 1992-09-17T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: STAB INTO CTS PUMP AT 2315 HRS. RIH TO 107M. PULLED GUIDE FRAME TO SURFACE.
dTimEnd: 1992-09-17T23:30:00+02:00
dTimStart: 1992-09-17T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: CLOSED RAM ON CTS PUMP AND TOOK SURVEY WITH MWD TOOL. INSPECTED CTS HOSE.
dTimEnd: 1992-09-18T00:00:00+02:00
dTimStart: 1992-09-17T23:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: