Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2016-04-20T00:00:00+02:00 to 2016-04-21T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-04-21T00:00:00+02:00
dTimDiaHoleStart: 2016-04-18T06:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Skid to F-11
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Rigged down WL equipment
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: L/D BHA #3 on deck. Confirmed all shots fired.
dTimEnd: 2016-04-20T00:30:00+02:00
dTimStart: 2016-04-20T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: M/U dummy BHA for testing lubricator. Installed and stabbed lubricator. Leak tested QTS in lubricator to 20/160 bar for 5/10 min
dTimEnd: 2016-04-20T01:10:00+02:00
dTimStart: 2016-04-20T00:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed DHSV and opened HMV. Bled down pressure in tubing from 9 bar to 1 bar.
dTimEnd: 2016-04-20T01:45:00+02:00
dTimStart: 2016-04-20T01:10:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Inflow tested DHSV to 8 bar dP for 30 min. Pressure increased 0,27 bar / 30 min.
dTimEnd: 2016-04-20T02:30:00+02:00
dTimStart: 2016-04-20T01:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to L/D Lubricator and GIH to catwalk.
dTimEnd: 2016-04-20T02:40:00+02:00
dTimStart: 2016-04-20T02:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Closed HMV. Broke lubricator and L/D Dummy BHA.
dTimEnd: 2016-04-20T02:55:00+02:00
dTimStart: 2016-04-20T02:40:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: L/D Lubricator and GIH on catwalk using rig-crane and top drive.
dTimEnd: 2016-04-20T03:35:00+02:00
dTimStart: 2016-04-20T02:55:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Stabbed on lifting sub to riser section. Unable to latch with drilling elevator due to hydraulic leakage.
dTimEnd: 2016-04-20T03:40:00+02:00
dTimStart: 2016-04-20T03:35:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Waited for mechanic to fix hydraulic leakage in drilling elevator.

Meanwhile, leak tested KWV to 20/345 bar for 5/10 min.
dTimEnd: 2016-04-20T04:30:00+02:00
dTimStart: 2016-04-20T03:40:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Disconnected lower riser from XMT. Liftet entire riser section and BOP from XMT up to moonpool area.
dTimEnd: 2016-04-20T04:50:00+02:00
dTimStart: 2016-04-20T04:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Installed top cap on XMT. Tested same to 20/345 bar for 5/10 min.
dTimEnd: 2016-04-20T05:30:00+02:00
dTimStart: 2016-04-20T04:50:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Handed well over from Intervention to Production department.

------------------------ End of Operation ----------------------
dTimEnd: 2016-04-20T06:45:00+02:00
dTimStart: 2016-04-20T05:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
Lithology and shows: