Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-08T00:00:00+02:00 to 2008-06-09T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-09T00:00:00+02:00
dTimDiaHoleStart: 2008-06-05T09:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH RTTS pulling tool on DP and retrieve RTTS plug at 350 m, POOH with same. Make up 8½" drilling assy and RIH same. Start drill out shoe track. 
hpht: 0
md: 2788
mdCsgLast: 2783.5
mdDiaHoleStart: 2788
mdPlanned: -999.99
mdStrengthForm: 2284
presTestType: leak off test
reportNo: 54
ropCurrent: -999.99
strengthForm: 1.67
sum24Hr: Pulled Tie-back casing hanger. Retrieved Adjustement Sub Setting Tool. Picked up back up hanger. Installed 10 3/4" Tie back casing and pressure tested same to 345 bars 10 mins. Installed 10 3/4" MS-T seal assy and tested same 345 bars 10 mins. Set 10 3/4" Bowl protector. Prepared for retrieval of the RTTS. RIH with RTTS pulling tool from surface to 10m.
tightWell: 0
tvd: 2728.4
tvdCsgLast: 2728.3
tvdStrengthForm: 2281
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-08T04:00:00+02:00
density: 1.31
locationSample: Active pit
md: 2788
mudClass: oil based
presBopRating: 690
pv: 22
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8.5
Pore pressure:
dTim: 2008-06-09T00:00:00+02:00
equivalentMudWeight: 1.03
md: 2788
readingKind: estimated
Survey stations:
Activities:
comments: Continued manufacturing 'C' plate for handling of 5½" HWDP. Laid out one DC. 

dTimEnd: 2008-06-08T01:45:00+02:00
dTimStart: 2008-06-08T00:00:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Held tool box talk and SJA prior to run in with 5½" HWDP and brake out top double and lay out same.

dTimEnd: 2008-06-08T02:15:00+02:00
dTimStart: 2008-06-08T01:45:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Ran in with 5½" HWDP. Picked up and took weight, not possible move up, found Adjustment sub setting tool hung up in casing collar between casing jnt and space out pup. Continued RIH and positioned HWDP collar above 10 3/4" surface hanger.

dTimEnd: 2008-06-08T02:45:00+02:00
dTimStart: 2008-06-08T02:15:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Serviced broke HWDP collar, picked up HWDP. Installed 'C' plate and 5½" DP elevators on top of 10 3/4" Surface hanger and secured same.

dTimEnd: 2008-06-08T03:30:00+02:00
dTimStart: 2008-06-08T02:45:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Backed out HWDP double and parked same with AFT PRS.

dTimEnd: 2008-06-08T03:45:00+02:00
dTimStart: 2008-06-08T03:30:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Held tool box talk prior to change elevators to 10 3/4" casing, changing for longer bails and rig up 10 3/4" casing tong.

dTimEnd: 2008-06-08T04:00:00+02:00
dTimStart: 2008-06-08T03:45:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Changed elevators to 10 3/4" casing. Changed for longer bails and rigged up 10 3/4" casing tong.
dTimEnd: 2008-06-08T06:00:00+02:00
dTimStart: 2008-06-08T04:00:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Rigged up 10 3/4" casing tong.

dTimEnd: 2008-06-08T06:30:00+02:00
dTimStart: 2008-06-08T06:00:00+02:00
md: 103
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Pulled 10 3/4" surface hanger and space out pup up into the rotary table and broke connection.
Pulled up the 10 3/4" surface hanger and space out pup with the inner string and surfaced the Adjustment Sub Setting Tool. Inspected the Adjustment Sub Setting Tool and found the engaging ring broken and deformed. Removed the ring.

dTimEnd: 2008-06-08T07:00:00+02:00
dTimStart: 2008-06-08T06:30:00+02:00
md: 103
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Held tool box talk and made up the 10 3/4" surface hanger, ran in same and landed off in RT. Changed to BX4 DP elevator and rigged down the 10 3/4" casing tong. Made up the 5½" HWDP double. Removed the `C` plate and retrieved the 5½" HWDP stand and racked back in derrick. Pulled the Adjustment Sub Setting Tool and laid out same. Retrieved the 5½" HWDP stand below Adjustment Sub Setting Tool and racked back in derrick.

dTimEnd: 2008-06-08T11:30:00+02:00
dTimStart: 2008-06-08T07:00:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Held tool box talk and rigged up 10 3/4" casing tong and changed to BX3 10 3/4" casing elevators. Pulled the 10 3/4" surface hanger with space out pup. 

dTimEnd: 2008-06-08T12:30:00+02:00
dTimStart: 2008-06-08T11:30:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Held tool box talk and laid out 10 3/4" surface hanger with space out pup.

dTimEnd: 2008-06-08T13:45:00+02:00
dTimStart: 2008-06-08T12:30:00+02:00
md: 103
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Picked up new space out pup and back up 10 3/4" surface hanger and made up same. Ran and landed off in rotary table.

dTimEnd: 2008-06-08T15:00:00+02:00
dTimStart: 2008-06-08T13:45:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Changed to 5½" DP BX4 elevator and made up spear assy. Made up spear to HWDP and RIH and engaged the spear in the 10 3/4" casing.

dTimEnd: 2008-06-08T16:15:00+02:00
dTimStart: 2008-06-08T15:00:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: RIH with surface hanger and tagged Tie back. Rotated the string with 1 rpm and screwed into the Tie back. Torqued up in 500 Nm stages with 13 MT overpull to final torque of 10,500 Nm.
dTimEnd: 2008-06-08T17:30:00+02:00
dTimStart: 2008-06-08T16:15:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Released the spear and POOH with same. Broke off TDS and racked back spear in derrick.

dTimEnd: 2008-06-08T18:00:00+02:00
dTimStart: 2008-06-08T17:30:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Rigged down 10 3/4" casing tong.

dTimEnd: 2008-06-08T18:30:00+02:00
dTimStart: 2008-06-08T18:00:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Made up 5½" HWDP and XO.
dTimEnd: 2008-06-08T19:00:00+02:00
dTimStart: 2008-06-08T18:30:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Held tool box talk and picked up the back up Adjustment Sub Setting Tool and made up same to one 5½" HWDP. RIH with the Adjustment Sub Setting Tool and engaged the Adjustment Sub latch profile. Applied 140 bars inside the Setting Tool, compressed Adjustment Sub as per Dril-Quip instruction, rotated totally 14.4 turns. Took 30 MT overpull. Set down string to neutral weight and bled of the pressure, waited for 5 mins for locking dog to relax.
dTimEnd: 2008-06-08T21:15:00+02:00
dTimStart: 2008-06-08T19:00:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: POOH with Adjustment Sub Setting Tool, laid out same and racked back 5½" HWDP in derrick.

dTimEnd: 2008-06-08T21:45:00+02:00
dTimStart: 2008-06-08T21:15:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up spear assy and broke/laid out same, racked 5½" HWDP in derrick.  

dTimEnd: 2008-06-08T22:00:00+02:00
dTimStart: 2008-06-08T21:45:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk and picked up the HRT with 2 meter DP handling pup. Inspected threads and O-ring seal. RIH with the HRT and made up HRT to the 10 3/4" surface hanger by 10 left hand turns.

dTimEnd: 2008-06-08T23:15:00+02:00
dTimStart: 2008-06-08T22:00:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Lined up and leak tested the cmt line to rig floor 345 bars 5 mins. Bled of pressure and lined up and leak tested the 10 3/4"  Surface tie back casing against the RTTS at 350m, 345 bars 10 mins with SW, volume pumped 409 litres and had 409 in returns.

dTimEnd: 2008-06-09T00:00:00+02:00
dTimStart: 2008-06-08T23:15:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: