Daily Drilling Report
Well: NO 15/9-19 B
Report period: 1998-02-02T00:00:00+01:00 to 1998-02-03T00:00:00+01:00
Wellbore info:
dTimSpud: 1997-12-05T00:00:00+01:00
daysBehind: 83.9
operator: Statoil
rigAlias: name: BYFORD DOLPHIN
name: 341331
Status:
dTim: 1998-02-03T00:00:00+01:00
dTimDiaHoleStart: 1998-02-01T12:00:00+01:00
distDrill: -999.99
elevKelly: 25
fixedRig: false
forecast24Hr: COMPLETE DEBALLASTING OF RIG, PULL 5 ANCHORS AND START TOW TO ØLEN.
hpht: 0
md: -999.99
mdCsgLast: 4643
mdKickoff: 2911
mdPlanned: -999.99
reportNo: 60
ropCurrent: -999.99
sum24Hr: WAITED ON WEATHER TO PULL ANCHORS.
tightWell: 0
waterDepth: 85
wellheadElevation: 106.5
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: CONTINUED ANCHOR HANDLING; ANCHOR NO 12 IN BOLSTER 0002 HRS PENNANT NO 1 SECURED; 0051 HRS, PENNANT NO 6 SECURED; 0218 HRS PENNANT NO 3 SECURED; 0258 HRS. ANCHOR NO 9 IN BOLSTER 0441 HRS. ANCHOR NO 1,3 AND 6 REMOVED FROM CHAINS FOR MOORING PURPOSE.
dTimEnd: 1998-02-02T05:00:00+01:00
dTimStart: 1998-02-02T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- anchor
state: ok
stateDetailActivity: success
comments: WAITING ON WEATHER DUE TO HIGH WIND; 22 TO 25 M/S WITH WAVE HEIGHT 4M.
dTimEnd: 1998-02-02T06:00:00+01:00
dTimStart: 1998-02-02T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: W.O.W. DUE TO HIGH WIND: 23-24 M/S 4-5 M WAVE HEIGHT. PACIFIC BUCCANEER IN TOWING BRIDLE.
dTimEnd: 1998-02-02T08:00:00+01:00
dTimStart: 1998-02-02T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: DEBALLASTED RIG DOWN TO SURVIVAL DRAFT (18,2M).
dTimEnd: 1998-02-02T13:00:00+01:00
dTimStart: 1998-02-02T08:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WAIT ON WEATHER DUE TO HIGH WINDS AND WAVE HEIGHT; MAX 25 M/S WITH 6 M WAVE HEIGHT.
dTimEnd: 1998-02-03T00:00:00+01:00
dTimStart: 1998-02-02T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: