Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-23T00:00:00+02:00 to 2013-06-24T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-06-24T00:00:00+02:00
dTimDiaHoleStart: 2013-06-21T21:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run and land production riser.
hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 27
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Ran guide wires and attached same in wellhead template.
Disconnected riser connector.
Pulled out of hole with high pressure drilling riser.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-06-23T18:00:00+02:00
density: 1.03
locationSample: Flowline
md: 4770
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
dTim: 2013-06-23T13:00:00+02:00
density: 1.32
locationSample: Reserve pit
md: 4770
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14
Pore pressure:
Survey stations:
Activities:
comments: Ran guide wires to seabed and latched in place to wellhead template using ROV. Ran hot stab hydraulic connection and connected same to hot stab receptacle on riser connector using ROV.
dTimEnd: 2013-06-23T03:30:00+02:00
dTimStart: 2013-06-23T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to disconnect high pressure drilling riser.
dTimEnd: 2013-06-23T03:45:00+02:00
dTimStart: 2013-06-23T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Released high pressure drilling riser and pulled to 1 meter above wellhead housing. ROV locked hydraulic valves on high pressure drilling riser.
dTimEnd: 2013-06-23T04:30:00+02:00
dTimStart: 2013-06-23T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up to pull high pressure drilling riser. Installed spider into rotary and installed hydraulic hoses. Function tested same.
dTimEnd: 2013-06-23T08:30:00+02:00
dTimStart: 2013-06-23T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled out of hole with BOP joint. Laid out BOP joint and claxton tool to cantilever.
dTimEnd: 2013-06-23T10:30:00+02:00
dTimStart: 2013-06-23T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Changed to 24" handling equipment.
dTimEnd: 2013-06-23T10:45:00+02:00
dTimStart: 2013-06-23T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled riser tension joint and laid out same to cantilever.
dTimEnd: 2013-06-23T12:30:00+02:00
dTimStart: 2013-06-23T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Changed handling equipment to 5 1/2".
dTimEnd: 2013-06-23T12:45:00+02:00
dTimStart: 2013-06-23T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled riser pup and one double (#2 + #3) joint. Laid out same to cantilever.
dTimEnd: 2013-06-23T15:15:00+02:00
dTimStart: 2013-06-23T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Unable to lay double riser joint on subrack craddle.  Cut bumber bar off portside. Moved double riser joint to portside.
dTimEnd: 2013-06-23T17:45:00+02:00
dTimStart: 2013-06-23T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pull double riser joint (#4 + #5) and laid out to cantilever.
dTimEnd: 2013-06-23T19:00:00+02:00
dTimStart: 2013-06-23T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting with new crew.
dTimEnd: 2013-06-23T19:15:00+02:00
dTimStart: 2013-06-23T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected flange on single joint (#6). Installed lifting nubbing and laid out to cantilever with crane.
dTimEnd: 2013-06-23T21:30:00+02:00
dTimStart: 2013-06-23T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up single riser joint (#7) and set in spider.
dTimEnd: 2013-06-23T22:00:00+02:00
dTimStart: 2013-06-23T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected guide wires with ROV. Retrieved guide wires.
dTimEnd: 2013-06-23T23:00:00+02:00
dTimStart: 2013-06-23T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected flange on riser joint #7.
dTimEnd: 2013-06-24T00:00:00+02:00
dTimStart: 2013-06-23T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: