Daily Drilling Report
Well: NO 15/9-F-1
Report period: 2013-08-20T00:00:00+02:00 to 2013-08-21T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-28T00:00:00+01:00
dateDrillComplete: 2013-08-20
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-08-21T00:00:00+02:00
dTimDiaHoleStart: 2013-08-20T08:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Set cement plugs #3 and #4
POOH with cement stinger
hpht: 0
md: 3353
mdCsgLast: 2595.4
mdDiaHoleStart: 3632
mdPlanned: -999.99
mdPlugTop: 3353
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 35
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: POOH out of hole with 8 1/2" BHA, L/D BHA.
RIH with 3 1/2" cement stinger on 5 1/2" DP to 3632 m.
Circulated and conditioned well before cement job.
Set cement plug #1 from 3632 to 3353 m.
tightWell: 0
tvdCsgLast: 2446.8
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-08-20T15:00:00+02:00
density: 1.32
locationSample: Flowline
md: 3632
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 9
dTim: 2013-08-20T20:00:00+02:00
density: 1.32
locationSample: Active pit
md: 3632
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 9.5
Pore pressure:
Survey stations:
Activities:
comments: POOH with 8 1/2" BHA on 5 1/2" DP from 1800 m to 877 m.
Average tripping speed 723 meter/hr.
Stopped due to fault on iron roughneck.
dTimEnd: 2013-08-20T01:15:00+02:00
dTimStart: 2013-08-20T00:00:00+02:00
md: 877
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Repaired electical failure on iron roughneck.
Meanwhile observed well on trip tank.
dTimEnd: 2013-08-20T02:00:00+02:00
dTimStart: 2013-08-20T01:15:00+02:00
md: 877
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH with 8 1/2" BHA on 5 1/2" DP from 877 m to 190 m.
Average tripping speed 916 meter/hr.
dTimEnd: 2013-08-20T02:45:00+02:00
dTimStart: 2013-08-20T02:00:00+02:00
md: 190
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flow checked well for 10 min, OK.
dTimEnd: 2013-08-20T03:00:00+02:00
dTimStart: 2013-08-20T02:45:00+02:00
md: 190
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" BHA on 5 1/2" HWDP from 190 m to 43 m.
Laid down jar and accelerator.

dTimEnd: 2013-08-20T04:00:00+02:00
dTimStart: 2013-08-20T03:00:00+02:00
md: 43
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Changed handling equipment.
dTimEnd: 2013-08-20T04:15:00+02:00
dTimStart: 2013-08-20T04:00:00+02:00
md: 43
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Plugged into MWD tool and down loaded data.
dTimEnd: 2013-08-20T06:00:00+02:00
dTimStart: 2013-08-20T04:15:00+02:00
md: 43
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: Continued laying down BHA from 43 m to surface
dTimEnd: 2013-08-20T07:15:00+02:00
dTimStart: 2013-08-20T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor after L/D BHA. Changed handling gear in IR and BX elevator. Removed master bushing and installed PS 21. Moved rollers on cantilever.
dTimEnd: 2013-08-20T08:00:00+02:00
dTimStart: 2013-08-20T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Picked up 3 1/2" DP singles, made up and RIH open ended from surface to 143 m.
dTimEnd: 2013-08-20T08:45:00+02:00
dTimStart: 2013-08-20T08:00:00+02:00
md: 143
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Experienced bad connection, checked threads, cleaned box and pin. Retried to M/U - no success. Layed out two singles of 3 1/2" DP
dTimEnd: 2013-08-20T09:15:00+02:00
dTimStart: 2013-08-20T08:45:00+02:00
md: 143
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Continued P/U 3 1/2" DP singles and RIH from 143 m to 325 m
dTimEnd: 2013-08-20T10:15:00+02:00
dTimStart: 2013-08-20T09:15:00+02:00
md: 325
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Changed handling equipment from 3 1/2" to 5 1/2"
dTimEnd: 2013-08-20T10:45:00+02:00
dTimStart: 2013-08-20T10:15:00+02:00
md: 325
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH w/ cement stinger on 5 1/2" DP from 325 m to 2550 m . Avg. tripping speed 1270 m/hr.
dTimEnd: 2013-08-20T12:30:00+02:00
dTimStart: 2013-08-20T10:45:00+02:00
md: 2550
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Broke circulation at 2550 m. Staged up flow and circulated w/ 2450 l/min, 170 bar
dTimEnd: 2013-08-20T13:15:00+02:00
dTimStart: 2013-08-20T12:30:00+02:00
md: 2550
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH in open hole from 2550 m to 3154 m, restricted running speed due to open ended stinger. Avg. tripping speed 400 m/hr
dTimEnd: 2013-08-20T14:45:00+02:00
dTimStart: 2013-08-20T13:15:00+02:00
md: 3154
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Broke circulation at 3154 m. Circulated w/ 1330l/min, 60 bar
dTimEnd: 2013-08-20T15:00:00+02:00
dTimStart: 2013-08-20T14:45:00+02:00
md: 3154
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Cont. RIH in open hole from 3154 m to 3594 m. Restricted running speed due to open ended stinger.
dTimEnd: 2013-08-20T15:45:00+02:00
dTimStart: 2013-08-20T15:00:00+02:00
md: 3594
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Established circulation and washed down last stand with 500 lpm, 20 bar. Tagged bottom at 3632 m.
dTimEnd: 2013-08-20T16:15:00+02:00
dTimStart: 2013-08-20T15:45:00+02:00
md: 3632
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Staged up pumps to 2500 lpm , 190 bar. Circulated hole clean. Reciprocated and rotated pipe with 60 - 120 rpm while circulating.
dTimEnd: 2013-08-20T18:00:00+02:00
dTimStart: 2013-08-20T16:15:00+02:00
md: 3632
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Layed out one single. P/U and M/U cement assy. Connected cement hose
dTimEnd: 2013-08-20T18:30:00+02:00
dTimStart: 2013-08-20T18:00:00+02:00
md: 3632
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Established circulation, circulated B/U prior to cement job with 2450 lpm, 187 bar. Performed TBT for setting cement plug #1
dTimEnd: 2013-08-20T20:15:00+02:00
dTimStart: 2013-08-20T18:30:00+02:00
md: 3632
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Balanced cement plug #1 (3632 m - 3353 m ): Pumped 11,8 m3 of 1,60 SG spacer, 800 l/min/ 30 bar. Mixed and pumped 13,3 m3 of 1,90 SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 890 l of drill water.
dTimEnd: 2013-08-20T21:30:00+02:00
dTimStart: 2013-08-20T20:15:00+02:00
md: 3632
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Zeroed volume counters. Pumped 5,2 m3 of 1,60 SG spacer. Displaced the cement with 31,6 m3 (1455 strokes) of 1,32 SG OBM, 2450 l/min/ 180 bar at 30 RPM.
dTimEnd: 2013-08-20T22:00:00+02:00
dTimStart: 2013-08-20T21:30:00+02:00
md: 3632
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Broke off cement line, layed out cement assy.
dTimEnd: 2013-08-20T22:15:00+02:00
dTimStart: 2013-08-20T22:00:00+02:00
md: 3632
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Pulled out of cement to 3350 m MD. Restricted speed to 3 min/stand
dTimEnd: 2013-08-20T22:45:00+02:00
dTimStart: 2013-08-20T22:15:00+02:00
md: 3350
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Made up TDS and circulated out excess cement, 2450 lpm, 200 bar, 80 rpm, 12 kNm.
dTimEnd: 2013-08-21T00:00:00+02:00
dTimStart: 2013-08-20T22:45:00+02:00
md: 3350
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
Lithology and shows: