Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2007-11-19T00:00:00+01:00 to 2007-11-20T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-11-20T00:00:00+01:00
dTimDiaHoleStart: 2007-11-19T04:45:00+01:00
diaHole: 36
distDrill: 82
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run in with 30" conductor and position in template. Cement 30" conductor. Wait for cement to set.
hpht: 0
md: 226
mdCsgLast: 220.6
mdDiaHoleStart: 144.2
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 2
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Drilled 36" hole to 226m 17½" hole depth. Ran with 30" conductor.


tightWell: 0
tvd: 226
tvdCsgLast: 220.6
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-11-19T14:00:00+01:00
density: 1.4
locationSample: Active pit
md: 206
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 125
yp: -999.99
Pore pressure:
dTim: 2007-11-20T00:00:00+01:00
equivalentMudWeight: 1.03
md: 226
readingKind: estimated
Survey stations:
Activities:
comments: Re-established cantilever for operation. Removed hatches from F-15 at all levels in WH module.
dTimEnd: 2007-11-19T01:00:00+01:00
dTimStart: 2007-11-19T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- position
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to make up 36" HO BHA.

dTimEnd: 2007-11-19T01:15:00+01:00
dTimStart: 2007-11-19T01:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Made up 36" HO BHA from rotary to 132m.

dTimEnd: 2007-11-19T04:15:00+01:00
dTimStart: 2007-11-19T01:15:00+01:00
md: 132
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Stabbed 36" BHA into funnel and tagged seabed with 5 MT at 144.2m.

dTimEnd: 2007-11-19T04:45:00+01:00
dTimStart: 2007-11-19T04:15:00+01:00
md: 144.2
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Attempted to wash down 36" BHA through template. 
Drilled 36" hole from 144 m to 149 m MD.
Drilling parameters : Flow 1000 lpm /  SPP 1-2 bar / 20 RPM / Torque 2-12 kNm / WOB 2-6 MT.
dTimEnd: 2007-11-19T06:00:00+01:00
dTimStart: 2007-11-19T04:45:00+01:00
md: 147
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled 36" hole from 147 m to 149 m MD.
Drilling parameters : Flow 1000 lpm /  SPP 4-5 bar / 20 RPM / Torque 3-10 kNm / WOB  1-3 MT. Drilling bushing landed out in template guide-funnel.
Parked ROV in garage.

dTimEnd: 2007-11-19T06:45:00+01:00
dTimStart: 2007-11-19T06:00:00+01:00
md: 149
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled 36" hole from 149 m to 226 m MD. (17 1/2'' hole depth) 
Drilling parameters : Flow 3800-4700 lpm /  SPP 52-82 bars / 90 RPM / Torque 2-9 kNm / WOB 2-6 MT / ROP 10-28 m/hr. Pumped 20m³ hi-vis pills prior to connection.

Survey at 149.7 m 0.21 inc
Survey at 160.2 m 0.04 inc
Survey at 170.34 m 0.06 inc
Survey at 180.09 m 0.09 inc
Survey at 190.38 m 0.09 inc
Survey at 200.41 m 0.19 inc
Survey at 211.13 m 0.03 inc

dTimEnd: 2007-11-19T16:30:00+01:00
dTimStart: 2007-11-19T06:45:00+01:00
md: 226
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Circulated 1.5 bottoms up with sea water. Swept with 25 m³ Hi-Vis pill at max flow rate. Displace hole with 1.40 sg mud. 1.5 hole volume 80 m³ at max flow rate 4700 lpm 109 bars.

dTimEnd: 2007-11-19T17:15:00+01:00
dTimStart: 2007-11-19T16:30:00+01:00
md: 226
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to POOH with 36" HO BHA. POOH to 5 m below sea bed at 150m. Top up hole with 10m³ 1.40 sg mud. Continued pull out with 36" BHA. Racked back collars and MWD in derrick. Laid out 36" HO.

dTimEnd: 2007-11-19T20:00:00+01:00
dTimStart: 2007-11-19T17:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Laid out 36" HO. Inspected derrick for loose items. Cleared rig floor.

dTimEnd: 2007-11-19T21:15:00+01:00
dTimStart: 2007-11-19T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Serviced and inspected the TDS.

dTimEnd: 2007-11-19T21:45:00+01:00
dTimStart: 2007-11-19T21:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged up for running 30" conductor.

dTimEnd: 2007-11-19T23:00:00+01:00
dTimStart: 2007-11-19T21:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box prior to run 30" conductor.

dTimEnd: 2007-11-19T23:15:00+01:00
dTimStart: 2007-11-19T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up 30" shoe joint, checked float for flow through by flushing with water. 

dTimEnd: 2007-11-20T00:00:00+01:00
dTimStart: 2007-11-19T23:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: