Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2015-01-27T00:00:00+01:00 to 2015-01-28T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-01-28T00:00:00+01:00
dTimDiaHoleStart: 2015-01-26T15:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pull and L/D 7 5/8" tubing and ESP assemblies. 
Install bore protector. 
R/U WL and log 13 3/8" casing and production riser. R/D WL. 
RIH and install Timelock plug. Pressure test casing and circulate well clean. Release Timelock plug and POOH with same.
hpht: 0
md: 1206
mdCsgLast: 1201
mdDiaHoleStart: 1206
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 2
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Removed  spacer spool and tubing bonnet. Installed riser and diverter. RIH with tubing hanger RT and M/U same to tubing hanger neck. Released tubing hanger and pulled same above rotary.
tightWell: 0
tvdCsgLast: 1012
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Reconfigured rig up and installed a 5 ton chain hoist for better control over weight taken. Simultaneously loosened ALT-2 release bolts. Attempted to lift tubing bonnet and spacer spool, 4 ton overpull, little movement observed, but still not free.
dTimEnd: 2015-01-27T01:30:00+01:00
dTimStart: 2015-01-27T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Removed chain hoist and re-attached double slings to ensure straight-up lift. Pulled up, backed out release bolts and pulled tubing bonnet free. Covered tubing hanger with bucket.
dTimEnd: 2015-01-27T01:45:00+01:00
dTimStart: 2015-01-27T01:30:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Lifted flow head assembly to drill floor, landed same on HTS. L/O assembly on deck. Meanwhile cleaned and greased wellhead.
dTimEnd: 2015-01-27T02:15:00+01:00
dTimStart: 2015-01-27T01:45:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for running riser
dTimEnd: 2015-01-27T02:30:00+01:00
dTimStart: 2015-01-27T02:15:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lifted riser to HTS. Installed shackles and slings for handling riser through rotary
dTimEnd: 2015-01-27T02:45:00+01:00
dTimStart: 2015-01-27T02:30:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Stop in operation due to call from Production dept regarding possible leak on well F-14. Waited until Production dept verified no leak.
dTimEnd: 2015-01-27T03:00:00+01:00
dTimStart: 2015-01-27T02:45:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Lifted riser using TDS, tugger and crane. Tailed riser in to well center and disconnected crane and tugger.
dTimEnd: 2015-01-27T03:30:00+01:00
dTimStart: 2015-01-27T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran riser through rotary and landed off in WH. Took 8 ton overpull to confirm latch.
dTimEnd: 2015-01-27T04:00:00+01:00
dTimStart: 2015-01-27T03:30:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Build scaffholding in moonpool to remove handling slings from surface riser.
dTimEnd: 2015-01-27T05:30:00+01:00
dTimStart: 2015-01-27T04:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Disconnected and removed slings/shackles from riser and pulled same to rig floor. Removed slings from TDS chains.
dTimEnd: 2015-01-27T05:45:00+01:00
dTimStart: 2015-01-27T05:30:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/D scaffholding in moonpool. Meanwhile prepared for lifting diverter.
dTimEnd: 2015-01-27T07:00:00+01:00
dTimStart: 2015-01-27T05:45:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT prior to attaching tension system to surface riser.
dTimEnd: 2015-01-27T07:30:00+01:00
dTimStart: 2015-01-27T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed tension system to riser in moonpool to allign riser with diverter. Meanwhile made canteliver ready for Schlumberger and planned for Schlumberger hang off point.
dTimEnd: 2015-01-27T11:15:00+01:00
dTimStart: 2015-01-27T07:30:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT for installing diverter onto surface riser.
dTimEnd: 2015-01-27T11:30:00+01:00
dTimStart: 2015-01-27T11:15:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran diverter and landed off on surface riser. Installed overshot hose.
dTimEnd: 2015-01-27T12:45:00+01:00
dTimStart: 2015-01-27T11:30:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT for installing banana sheaves in derrick
dTimEnd: 2015-01-27T13:00:00+01:00
dTimStart: 2015-01-27T12:45:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: R/U sheave and slings in derrick for ESP cables.
dTimEnd: 2015-01-27T14:30:00+01:00
dTimStart: 2015-01-27T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Moved Schlumberger equipment to drill floor.
dTimEnd: 2015-01-27T15:15:00+01:00
dTimStart: 2015-01-27T14:30:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: P/U diverter test tool and removed diverter bags.
dTimEnd: 2015-01-27T16:30:00+01:00
dTimStart: 2015-01-27T15:15:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Cleaned and tidied drill floor.
dTimEnd: 2015-01-27T17:00:00+01:00
dTimStart: 2015-01-27T16:30:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT prior to P/U tubing hanger running tool.
dTimEnd: 2015-01-27T17:15:00+01:00
dTimStart: 2015-01-27T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U TH RT. P/U and M/U 5 1/2" DP pup joint to same.
dTimEnd: 2015-01-27T18:00:00+01:00
dTimStart: 2015-01-27T17:15:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Problems with smart zone on drillfloor equipment. Stop in operation. Electrical technician investigated problems. Meanwhile performed TBT for running TH RT with new crew.
dTimEnd: 2015-01-27T20:00:00+01:00
dTimStart: 2015-01-27T18:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: P/U and M/U 1ea 5 1/2" DP stand. RIH and landed out at 20.2 m.
dTimEnd: 2015-01-27T20:30:00+01:00
dTimStart: 2015-01-27T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Attempted to engage threads. Turned string 1/4 turn, string dropped 20 cm. Unable to turn string in any direction. Took 2 ton overpull.
dTimEnd: 2015-01-27T21:00:00+01:00
dTimStart: 2015-01-27T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Moved Weatherford casing handling equipment to drill floor. Meanwhile studied drawings and discovered that bullnose had landed outside of tubing hanger.
dTimEnd: 2015-01-27T21:15:00+01:00
dTimStart: 2015-01-27T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U, 3.5 ton hookload, and made TH RT free using link tilt on TDS. Pulled RT to surface for inspection. Observed some damage in rubber on bullnose. Tool ok to be re-run.
dTimEnd: 2015-01-27T22:00:00+01:00
dTimStart: 2015-01-27T21:15:00+01:00
md: 0
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH and landed out at 20.8 m. Engaged threads and M/U RT to TH neck by rotating landing string 9 1/2 turns left with chain tongs, depth after M/U 20.9 m.
dTimEnd: 2015-01-27T22:15:00+01:00
dTimStart: 2015-01-27T22:00:00+01:00
md: 386
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U and pulled hanger free, 18.3t hookload. Pulled hanger up below rotary.
dTimEnd: 2015-01-27T22:45:00+01:00
dTimStart: 2015-01-27T22:15:00+01:00
md: 368
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed master bushings and pulled TH through rotary. Checked 1st tubing joint for radioactivity, not radioactive.
dTimEnd: 2015-01-27T23:00:00+01:00
dTimStart: 2015-01-27T22:45:00+01:00
md: 358
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT for L/D tubing hanger and R/U casing equipment
dTimEnd: 2015-01-27T23:15:00+01:00
dTimStart: 2015-01-27T23:00:00+01:00
md: 358
phase: fixed
proprietaryCode: workover -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/U casing handling equipment.
dTimEnd: 2015-01-28T00:00:00+01:00
dTimStart: 2015-01-27T23:15:00+01:00
md: 358
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: