Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-19T00:00:00+01:00 to 2014-02-20T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-20T00:00:00+01:00
dTimDiaHoleStart: 2014-02-19T21:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: WOC. Clean out cement in 20" casing. perform choke drill. Drill out 20" shoe and clean out rathole to 1355 m. Sidetrack from 1355 m and drill 17 1/2" hole.
hpht: 0
md: 1298
mdCsgLast: 1348.4
mdDiaHoleStart: 1298
mdPlanned: -999.99
mdPlugTop: 2878
presTestType: formation integrity test
reportNo: 26
ropCurrent: -999.99
sum24Hr: Flushed WH area. Installed 20" nominal bore protector in profile as per procedure. P/U and M/U cement stinger. RIH to 1457 m. Circulated and conditioned. Set Balanced cement plug from 1399 m to 1298 m. POOH to top of cement and circulated btm's up and string clean. POOH and LD CMT stinger. WOC, M/U 17 1/2" drilling assembly to 62 m.
tightWell: 0
tvdCsgLast: 1336.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-19T08:00:00+01:00
density: 1.4
locationSample: Flowline
md: 3465
mudClass: oil based
presBopRating: 345
pv: 40
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7.5
dTim: 2014-02-19T17:00:00+01:00
density: 1.4
locationSample: Flowline
md: 3465
mudClass: oil based
presBopRating: 345
pv: 39
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
Pore pressure:
Survey stations:
Activities:
comments: Flushed WH area with 2250 LPM/34 bar at 140 m.
dTimEnd: 2014-02-19T00:15:00+01:00
dTimStart: 2014-02-19T00:00:00+01:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Disconnected TDS.
M/U landing stand and connected TDS.
dTimEnd: 2014-02-19T00:30:00+01:00
dTimStart: 2014-02-19T00:15:00+01:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Recorded up/down weights: 82/79 T.
RIH slowly with nominal bore protector to setting area.
dTimEnd: 2014-02-19T00:45:00+01:00
dTimStart: 2014-02-19T00:30:00+01:00
md: 185
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed 20" nominal bore protector in profile as per procedure.
Disconnected TDS. Racked back landing string.
dTimEnd: 2014-02-19T01:00:00+01:00
dTimStart: 2014-02-19T00:45:00+01:00
md: 185
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with Jet sub and NBT RT from 132 to 45 m.
dTimEnd: 2014-02-19T01:15:00+01:00
dTimStart: 2014-02-19T01:00:00+01:00
md: 45
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed bushings. Re sat NBP RT. Installed bushings.
L/D running tool to deck.
dTimEnd: 2014-02-19T01:30:00+01:00
dTimStart: 2014-02-19T01:15:00+01:00
md: 45
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Racked remaining stand of 5 1/2" HWDP and L/D Jet sub.
dTimEnd: 2014-02-19T01:45:00+01:00
dTimStart: 2014-02-19T01:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared Rig Floor.
dTimEnd: 2014-02-19T02:15:00+01:00
dTimStart: 2014-02-19T01:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT for RIH with cmt stinger.
dTimEnd: 2014-02-19T02:30:00+01:00
dTimStart: 2014-02-19T02:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: P/U and M/U cement stinger assy.
dTimEnd: 2014-02-19T02:45:00+01:00
dTimStart: 2014-02-19T02:30:00+01:00
md: 6
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH with cement stinger on 5 1/2" DP from 5 to 133 m.
dTimEnd: 2014-02-19T03:15:00+01:00
dTimStart: 2014-02-19T02:45:00+01:00
md: 133
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed PS21 slips. Tested same.

dTimEnd: 2014-02-19T04:00:00+01:00
dTimStart: 2014-02-19T03:15:00+01:00
md: 133
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Continued RIH with cement stinger on 5 1/2" DP from 133 to 1348 m.
dTimEnd: 2014-02-19T05:30:00+01:00
dTimStart: 2014-02-19T04:00:00+01:00
md: 1348
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: M/U TDS and broke circulation with 500 lpm, 4 bar at 1350 m.
dTimEnd: 2014-02-19T06:00:00+01:00
dTimStart: 2014-02-19T05:30:00+01:00
md: 1350
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Washed down from 1350 m to 1457 m with 500 lpm, 4 bar.
dTimEnd: 2014-02-19T06:45:00+01:00
dTimStart: 2014-02-19T06:00:00+01:00
md: 1457
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Circulated and conditioned mud with 3000 lpm, 54 bar, 80 rpm, 2-5 kNm prior to conduct cement job. Totally volume pumped 577 m3.
Performed pre-job meeting with crew prior to cement job.
Weighted up spacer to 1,6 SG.
dTimEnd: 2014-02-19T10:15:00+01:00
dTimStart: 2014-02-19T06:45:00+01:00
md: 1457
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped 6,6 m3 of hi-vis pill and displaced same with 16,55 m3, 1,5 SG OBM at 1500 lpm, 5 bar.
dTimEnd: 2014-02-19T10:45:00+01:00
dTimStart: 2014-02-19T10:15:00+01:00
md: 1457
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH from 1457 m to 1399 m.
dTimEnd: 2014-02-19T11:00:00+01:00
dTimStart: 2014-02-19T10:45:00+01:00
md: 1399
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: R/U cement assembly and confirmed correct line up with 20 bar.
dTimEnd: 2014-02-19T11:30:00+01:00
dTimStart: 2014-02-19T11:00:00+01:00
md: 1399
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Balanced cement plug from 1399 m to 1298 m. Pumped 21,4 m3 of 1,6 SG spacer with 800 lpm, 3 bar. Trapped 30 bar behind IBOP. Mixed and pumped 22,8 m3 of 2,0 SG cement slurry with X 630 lpm, 18 bar. Displaced the cement to the rig floor with 890 l of drill water. Disconnected cement hose and installed bling cab. Zeroed volume counters. Pumped 1,4 m3 of 1,6 SG spacer. Displaced the cement with 12,7 m3 583 strokes of mud with 3000 lpm, 26 bar at 30 rpm, 3-7 kNm. Pulled out of cement to 1220 m. TOC 1298 m.
dTimEnd: 2014-02-19T13:15:00+01:00
dTimStart: 2014-02-19T11:30:00+01:00
md: 1399
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pulled out of cement from 1399 m to 1220 m. TOC 1298 m.
dTimEnd: 2014-02-19T13:45:00+01:00
dTimStart: 2014-02-19T13:15:00+01:00
md: 1220
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: stabed 2 sponge balls in string. Circulated btm's up and string clean with 3000 lpm, 45 bar, 50 rpm, 3-5 kNm. Received 75 m3 contaminated mud/spacer to slop.
dTimEnd: 2014-02-19T17:00:00+01:00
dTimStart: 2014-02-19T13:45:00+01:00
md: 1220
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min. Well static.
dTimEnd: 2014-02-19T17:15:00+01:00
dTimStart: 2014-02-19T17:00:00+01:00
md: 1220
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped 2 m3 of 1.8 SG slug.
dTimEnd: 2014-02-19T17:30:00+01:00
dTimStart: 2014-02-19T17:15:00+01:00
md: 1220
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH with cement stinger from 1220 m to 18 m.
dTimEnd: 2014-02-19T19:15:00+01:00
dTimStart: 2014-02-19T17:30:00+01:00
md: 18
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Removed PS-21 slips from rotary. Simultaneously function tested BOP.

dTimEnd: 2014-02-19T19:30:00+01:00
dTimStart: 2014-02-19T19:15:00+01:00
md: 18
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: R/B stand. L/O mule shoe and X-O.
dTimEnd: 2014-02-19T20:00:00+01:00
dTimStart: 2014-02-19T19:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: B/D cement assembly and L/O same.
dTimEnd: 2014-02-19T20:30:00+01:00
dTimStart: 2014-02-19T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor for excess equipment.
dTimEnd: 2014-02-19T21:00:00+01:00
dTimStart: 2014-02-19T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: WOC.
Performed pre-job meeting prior to M/U 17 1/2" drilling assembly.
dTimEnd: 2014-02-19T21:15:00+01:00
dTimStart: 2014-02-19T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC.
M/U 17 1/2" drilling assembly to 23 m.
dTimEnd: 2014-02-19T22:30:00+01:00
dTimStart: 2014-02-19T21:15:00+01:00
md: 23
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC.
Pulled back to 15 m. Plugged into MWD and uploaded MWD.
dTimEnd: 2014-02-19T23:45:00+01:00
dTimStart: 2014-02-19T22:30:00+01:00
md: 15
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WOC.
M/U 17 1/2" drilling assembly to 62 m.
dTimEnd: 2014-02-20T00:00:00+01:00
dTimStart: 2014-02-19T23:45:00+01:00
md: 62
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
Lithology and shows: