Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-17T00:00:00+02:00 to 2013-10-18T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 3.7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-18T00:00:00+02:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Retrieve MS-T seal.
RIH with adjustable sub setting tool and release tension in surface tieback.
RIH with torque tool and release tieback adapter.
R/U 10 3/4" casing handling equipment.
Retrieve 10 3/4" surface tieback.
Prepare for N/D BOP. 
hpht: 0
md: 3049
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 59
ropCurrent: -999.99
sum24Hr: None
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-17T21:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
dTim: 2013-10-17T10:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3231
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 7
Pore pressure:
Survey stations:
Activities:
comments: POOH with 7" tubing from 320 m to surface. Removed clamps and cut control line. L/O joints on deck.
L/O DHPG/CI sub assembly.
Performed radiation spot checks every 10 joints.
dTimEnd: 2013-10-17T02:30:00+02:00
dTimStart: 2013-10-17T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Removed PS30 slips and installed master bushing
B/O 7" tubing pup from tubing hanger retrieval tool. L/O same.
R/D casing handling equipment.
Cleaned and cleared rigfloor.
dTimEnd: 2013-10-17T05:00:00+02:00
dTimStart: 2013-10-17T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- completion string
state: ok
stateDetailActivity: success
comments: Removed lower IBOP and saver sub from TDS.
dTimEnd: 2013-10-17T05:45:00+02:00
dTimStart: 2013-10-17T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Isolated all drill floor equipment for service and inspection. Inspected TDS, dollies and both PRS.
dTimEnd: 2013-10-17T07:00:00+02:00
dTimStart: 2013-10-17T05:45:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Repaired leak on aft PRS.
dTimEnd: 2013-10-17T07:30:00+02:00
dTimStart: 2013-10-17T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Cleared rig floor of cut control lines.
dTimEnd: 2013-10-17T08:00:00+02:00
dTimStart: 2013-10-17T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Serviced TDS, travelling block and dolly.
dTimEnd: 2013-10-17T09:00:00+02:00
dTimStart: 2013-10-17T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Serviced and inspected aft PRS.
dTimEnd: 2013-10-17T09:30:00+02:00
dTimStart: 2013-10-17T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Changed dies in TDS pipe handler.
Installed lower IBOP and saver sub.
dTimEnd: 2013-10-17T12:45:00+02:00
dTimStart: 2013-10-17T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: P/U and M/U the 9 5/8" Safelock plug and R/T.
dTimEnd: 2013-10-17T13:00:00+02:00
dTimStart: 2013-10-17T12:45:00+02:00
md: 8
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed PS 21 slips.
dTimEnd: 2013-10-17T13:15:00+02:00
dTimStart: 2013-10-17T13:00:00+02:00
md: 8
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ Safelock plug on 5 1/2" DP from 8 m to 1783 m.
dTimEnd: 2013-10-17T16:30:00+02:00
dTimStart: 2013-10-17T13:15:00+02:00
md: 1783
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U TDS and RIH to 1818 m. Established circulation and washed the setting area, 1100 l/min/ 22 bar. 
Installed the 9 5/8"  Safelock mechanical plug at 1818 m (11,5 right hand turns). Set down 20 t weight on plug. Function tested ball valve as per Archer instructions.
dTimEnd: 2013-10-17T17:30:00+02:00
dTimStart: 2013-10-17T16:30:00+02:00
md: 1818
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Lined up and leak tested the plug to 20/240 bar for 5/10 min from below. Good test.
dTimEnd: 2013-10-17T18:00:00+02:00
dTimStart: 2013-10-17T17:30:00+02:00
md: 1818
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Closed ball valve and released R/T as per Archer procedure.
dTimEnd: 2013-10-17T18:15:00+02:00
dTimStart: 2013-10-17T18:00:00+02:00
md: 1818
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: POOH on 5 1/2"  DP from 1817 m to 170 m.
dTimEnd: 2013-10-17T20:45:00+02:00
dTimStart: 2013-10-17T18:15:00+02:00
md: 170
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for displacement to SW.
dTimEnd: 2013-10-17T21:00:00+02:00
dTimStart: 2013-10-17T20:45:00+02:00
md: 170
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pumped base oil and soap pills as per plan. Displaced well from 170 m to surface w/ 2400 l/min and 60 rpm.
dTimEnd: 2013-10-17T22:15:00+02:00
dTimStart: 2013-10-17T21:00:00+02:00
md: 170
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: POOH w/ on 5 1/2" DP from 170 m to surface. L/O Safelock running tool.
dTimEnd: 2013-10-17T22:45:00+02:00
dTimStart: 2013-10-17T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Closed shear ram and flushed across kill and choke into trip tank.
dTimEnd: 2013-10-17T23:00:00+02:00
dTimStart: 2013-10-17T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for pressure testing cement plug from above.
dTimEnd: 2013-10-17T23:15:00+02:00
dTimStart: 2013-10-17T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Confirmed line up from cement unit. Pressure tested the Safelock plug to 20/240 bar for 5/10 min. Good test.
dTimEnd: 2013-10-18T00:00:00+02:00
dTimStart: 2013-10-17T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
Lithology and shows: