Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-15T00:00:00+02:00 to 2014-04-16T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-16T00:00:00+02:00
dTimDiaHoleStart: 2014-04-08T18:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with gun assembly no 8, L/D. M/U gun assembly for run no 9. RIH with gun assembly no 9. Perforate interval no 9. POOH with gun assembly no 9, L/D. M/U gun assembly for run no 10. RIH with gun assembly no 10. 
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 54
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Performed 5 1/2" drift to 3845 m. POOH and L/D 5 1/2" drift. M/U guns for perforating run no. 7. RIH with perforation string no 7 Perforated interval from 3817 m to 3835 m. POOH perforating assembly no. 7. Rebuildt cable head. Hot check tractor. P/U guns, tool string and tractor for perforating run no. 8. 
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: RIH with 5 1/2" drift/gauge assembly using tractor from 3280 m to 3685 m.
dTimEnd: 2014-04-15T01:30:00+02:00
dTimStart: 2014-04-15T00:00:00+02:00
md: 3685
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ 5 1/2" drift/gauge assembly by gravity from 3685 m m to 3845 m.
dTimEnd: 2014-04-15T03:30:00+02:00
dTimStart: 2014-04-15T01:30:00+02:00
md: 3845
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH with 5 1/2" drift/gauge and tractor assembly on WL from 3845 m.
dTimEnd: 2014-04-15T04:30:00+02:00
dTimStart: 2014-04-15T03:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tools in catcher. Closed SV, 36,5 bar. Closed HMW. WHP 40 bar.
dTimEnd: 2014-04-15T04:45:00+02:00
dTimStart: 2014-04-15T04:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Inflow tested HMV against SIWHP, 35 bar for 10 min. Meanwhile performed pre-job meeting prior to L/D 5 1/2" drift/gauge assembly.
dTimEnd: 2014-04-15T05:15:00+02:00
dTimStart: 2014-04-15T04:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min.
dTimEnd: 2014-04-15T05:30:00+02:00
dTimStart: 2014-04-15T05:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator at QST. L/D 5 1/2" drift/gauge assembly.
dTimEnd: 2014-04-15T06:00:00+02:00
dTimStart: 2014-04-15T05:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Checked tractor hanging. Switched to pass through mode. -540 through to line 19.
dTimEnd: 2014-04-15T06:30:00+02:00
dTimStart: 2014-04-15T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Prepared tools for rig up. P/U perforation string no 7.  
M/U guns, tool string and tractor for perforating run no. 7. Observed flow over top of riser.
dTimEnd: 2014-04-15T07:45:00+02:00
dTimStart: 2014-04-15T06:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Laid out gun assembly, connect lubricator and purged riser clean with nitrogen.
dTimEnd: 2014-04-15T08:15:00+02:00
dTimStart: 2014-04-15T07:45:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Break lubricator, and M/U guns for perforating run no. 7. M/U lubricator.
dTimEnd: 2014-04-15T08:45:00+02:00
dTimStart: 2014-04-15T08:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Tested QTS with test pump on rig floor to 20/250 bar for 5/10 min. Filled riser with MEG.
Opened DHSV, HMV and SV.
dTimEnd: 2014-04-15T09:15:00+02:00
dTimStart: 2014-04-15T08:45:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with perforation string no 7. on WL with 30 m/min to 3261 m. Re-run.
Toolstring stopped moving at 3261 m / 79 deg inclination.
dTimEnd: 2014-04-15T11:30:00+02:00
dTimStart: 2014-04-15T09:15:00+02:00
md: 3261
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with perforation string no 7. on WL using tractor from 3261 m to 3610 m.
Picked up across pup DO +1 m.
dTimEnd: 2014-04-15T12:15:00+02:00
dTimStart: 2014-04-15T11:30:00+02:00
md: 3610
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated tool string according to program between 3817 m to 3835 m.
Orientation Pass 1 up for correlation +0.8 m.
Orientation Pass 2 up  DO+0.8m.
Orientation Pass 3.
Orientation Pass 4.
Orientation Pass 5.
Pulled in to shoot.
dTimEnd: 2014-04-15T13:30:00+02:00
dTimStart: 2014-04-15T12:15:00+02:00
md: 3814
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval from 3817 m to 3835 m. Firing depht 3814 m.
Wellhead pressure prior to fire, 41 bar. WHP stabilized at 41 bar. Lost 300 lbs surface tension.
dTimEnd: 2014-04-15T13:45:00+02:00
dTimStart: 2014-04-15T13:30:00+02:00
md: 3814
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3814 m with perforating gun assembly no. 7.
Shut down the unit @ 300 m.
dTimEnd: 2014-04-15T16:15:00+02:00
dTimStart: 2014-04-15T13:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tools in catcher. Closed SV, 36,5 bar. Closed HMW. WHP 40 bar.
dTimEnd: 2014-04-15T16:30:00+02:00
dTimStart: 2014-04-15T16:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Inflow tested HMV against SIWHP, 35 bar for 10 min. Meanwhile performed pre-job meeting prior to changing out tractor and L/O guns.
dTimEnd: 2014-04-15T17:00:00+02:00
dTimStart: 2014-04-15T16:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min.
dTimEnd: 2014-04-15T17:15:00+02:00
dTimStart: 2014-04-15T17:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator at QST. L/D gun assembly no. 7. L/D tractor assembly.
dTimEnd: 2014-04-15T18:00:00+02:00
dTimStart: 2014-04-15T17:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Rebuild cable head. Hot checked tractor.
dTimEnd: 2014-04-15T18:45:00+02:00
dTimStart: 2014-04-15T18:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Checked next tractor, opcheck, checklist, 540V hotcheck for run 8 and run 9.
Prepared tools for rig up. P/U tractor and perforation string no 8. 
Changed wiper on lubricator.
dTimEnd: 2014-04-15T22:45:00+02:00
dTimStart: 2014-04-15T18:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to M/U guns, tool string and tractor for perforating run no. 8.
dTimEnd: 2014-04-15T23:00:00+02:00
dTimStart: 2014-04-15T22:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U guns, tool string and tractor for perforating run no. 8. M/U lubricator.
dTimEnd: 2014-04-15T23:45:00+02:00
dTimStart: 2014-04-15T23:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tested QTS with test pump on rig floor to 20/250 bar for 5/10 min.
dTimEnd: 2014-04-16T00:00:00+02:00
dTimStart: 2014-04-15T23:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: