Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2008-04-13T00:00:00+02:00 to 2008-04-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
daysBehind: 21.9
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-04-14T00:00:00+02:00
dTimDiaHoleStart: 2008-04-12T20:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pressure test and commision XMT.

hpht: 0
md: 3510
mdCsgLast: 3508
mdDiaHoleStart: 3510
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 98
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Lifted XMT on to F-4 spacer spool. Installed XMT assy and flowline. Waited on production department to start production from F-12. Pressure tested line up from cmt unit to 20 bar for 5 min against XMT KWV.

tightWell: 0
tvd: 3138.8
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2008-04-13T11:00:00+02:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-04-14T00:00:00+02:00
equivalentMudWeight: 1.08
md: 3510
readingKind: measured
Survey stations:
Activities:
comments: Held tool box meeting. Connected crane hook to one of the two chackles in the end of the chain hoist and wire sling. Disconnected transport plate. Lifted XMT to wireline deck and landed it on wooden beams, where it hung suspended in crane hook and resting on wooden beams with 1 MT.
dTimEnd: 2008-04-13T02:00:00+02:00
dTimStart: 2008-04-13T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Skidded rig to sea fastening position to gain access for lifting XMT with the port aft deck crane.
dTimEnd: 2008-04-13T05:15:00+02:00
dTimStart: 2008-04-13T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Held tool box meeting. Attempted to lift XMT from wireline deck to F-4 wellhead. Could not reach F-4. Decided to skid further to starboard.
dTimEnd: 2008-04-13T06:00:00+02:00
dTimStart: 2008-04-13T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Skidded 0.6 m further starboard and reached max skidded position starboard and fwd (sea fastning position).
dTimEnd: 2008-04-13T07:00:00+02:00
dTimStart: 2008-04-13T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Unable to reach F-4 and F-5 with port aft deck crane. Evalutated alternative methode for landing of XMT. 

Meanwhile held toolbox meeting and went through procedures and SJA with day crew.
dTimEnd: 2008-04-13T09:00:00+02:00
dTimStart: 2008-04-13T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded port and aft out to F-4.

Meanwhile lined up from CMT onto F-12 kill valve. Lined up over choke manifold to equalize above TRSCSSV. Tested lines. Equalized TRSCSSV with 84 bar and opened same. Started production from F-12.
dTimEnd: 2008-04-13T10:30:00+02:00
dTimStart: 2008-04-13T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Held time-out for safety. Talked about everyones right to stop the operation if anything is unclear or confusing. Went through operational plan and safety aspects involved.
dTimEnd: 2008-04-13T11:00:00+02:00
dTimStart: 2008-04-13T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Installed staircase to cantiliver.
dTimEnd: 2008-04-13T12:00:00+02:00
dTimStart: 2008-04-13T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Removed big moonpool hatch and lowered XMT to moonpool. Re-installed hatch.
dTimEnd: 2008-04-13T13:30:00+02:00
dTimStart: 2008-04-13T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Transfered XMT from turtle to weather deck and skidded cantiliver to port and fwd to position XMT in center.
dTimEnd: 2008-04-13T15:30:00+02:00
dTimStart: 2008-04-13T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Waited on production to shut in well.
dTimEnd: 2008-04-13T16:15:00+02:00
dTimStart: 2008-04-13T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Attached TDS to XMT. Positioned and disconnected base plate.
dTimEnd: 2008-04-13T16:45:00+02:00
dTimStart: 2008-04-13T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Skidded rig fwd and port to position XMT over F-4 for final installation.

Meanwhile bled down all pressures on F-12 to zero bar.
dTimEnd: 2008-04-13T17:30:00+02:00
dTimStart: 2008-04-13T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Moved hatch on weather deck to allow XMT to pass through. Lowered XMT until 1 m above F-4 spacer spool.
dTimEnd: 2008-04-13T18:45:00+02:00
dTimStart: 2008-04-13T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box meeting. Lowered XMT on to spacer spool with TDS and verified correct orientation.

MU graylock connection. Re-built scaffolding around XMT for proper working environment. Checked alignment of flanges between flow hose and XMT. Pressure tested seal ring 35 bar/10 min through test port 3/4 on spacer spool to confirm proper seal. 

dTimEnd: 2008-04-13T20:15:00+02:00
dTimStart: 2008-04-13T18:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed flow line spool. Disconnected lifting wire from TDS. Connected flexible flow line to flow line spool. Re-installed hatch.
dTimEnd: 2008-04-14T00:00:00+02:00
dTimStart: 2008-04-13T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: