Daily Drilling Report
Well: NO 15/9-F-1
Report period: 2013-07-30T00:00:00+02:00 to 2013-07-31T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-28T00:00:00+01:00
dateDrillComplete: 2013-08-20
daysBehind: 3.2
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-31T00:00:00+02:00
dTimDiaHoleStart: 2013-07-23T02:30:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Releasing CART
Jetting wellhead area with CART
POOH with CART
R/U for running HPDR
hpht: 0
md: 1355
mdCsgLast: 1348.4
mdDiaHoleStart: 226
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 14
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Ran 20" casing from 515m MD to 1348m MD and landed wellhead.
Cemented casing.
tightWell: 0
tvd: 1343
tvdCsgLast: 1336.4
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2013-07-30T20:00:00+02:00
density: 1.03
locationSample: Flowline
md: -999.99
mudClass: water based
presBopRating: 0
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Ran 20" casing from 515m MD to 1198m MD.

Average running speed: 6.5 joints / hr.
dTimEnd: 2013-07-30T08:45:00+02:00
dTimStart: 2013-07-30T00:00:00+02:00
md: 1198
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to pick up and make up 18 3/4" wellhead.
dTimEnd: 2013-07-30T09:00:00+02:00
dTimStart: 2013-07-30T08:45:00+02:00
md: 1198
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Laid out weatherford circulating tool. Changed out to 5 1/2" handling equipment.
dTimEnd: 2013-07-30T09:45:00+02:00
dTimStart: 2013-07-30T09:00:00+02:00
md: 1198
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up and made up 18 3/4" wellhead to 20" casing. Prepared wellhead for running in hole.
dTimEnd: 2013-07-30T10:30:00+02:00
dTimStart: 2013-07-30T09:45:00+02:00
md: 1213
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed out PS30 slips and installed master bushings.
dTimEnd: 2013-07-30T11:15:00+02:00
dTimStart: 2013-07-30T10:30:00+02:00
md: 1213
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to rigging down weatherford casing tong.
dTimEnd: 2013-07-30T11:30:00+02:00
dTimStart: 2013-07-30T11:15:00+02:00
md: 1213
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged down weatherford casing equipment and laid out to deck.
dTimEnd: 2013-07-30T14:00:00+02:00
dTimStart: 2013-07-30T11:30:00+02:00
md: 1213
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran in hole with 20" casing on 5 1/2" heavy weight drill pipe from 1213m MD to 1312m MD. At 1312m MD, observed 15MT weight. Established circulation in stages to 1500 lpm and 39 bar. Washed down with 20" casing on 5 1/2" heavy weight drill pipe from 1312m MD to 1335m MD.
dTimEnd: 2013-07-30T16:00:00+02:00
dTimStart: 2013-07-30T14:00:00+02:00
md: 1335
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Made up cement stand to 5 1/2" heavy weight drill pipe.
dTimEnd: 2013-07-30T16:30:00+02:00
dTimStart: 2013-07-30T16:00:00+02:00
md: 1335
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Washed in hole with 20" casing at 1500 lpm and 40 bar from 1335m MD to 1348m MD. Landed and locked wellhead. Confirmed wellhead latched by applying 20MT overpull.
dTimEnd: 2013-07-30T16:45:00+02:00
dTimStart: 2013-07-30T16:30:00+02:00
md: 1348
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Circulated 2 x bottoms up with 2300 lpm and 18-27 bar.

Meanwhile: Performed prejob meeting prior to performing cement job.
dTimEnd: 2013-07-30T20:00:00+02:00
dTimStart: 2013-07-30T16:45:00+02:00
md: 1348
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Closed IBOP and applied 30 bar above. Opened lo-torque and dropped ball.

Mixed and pumped 304m3 1.56sg lead slurry and 30m3 1.92sg tail slurry.
dTimEnd: 2013-07-31T00:00:00+02:00
dTimStart: 2013-07-30T20:00:00+02:00
md: 1348
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: