Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-25T00:00:00+02:00 to 2013-06-26T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-06-26T00:00:00+02:00
dTimDiaHoleStart: 2013-06-21T21:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rig up tension cylinders, tension ring and centralizers.
Cut riser tension joint.
Install surface wellhead.
Install surface riser joint.
hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 29
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Ran production riser to wellhead.
Landed and locked tieback connector on wellhead. 
Pressure tested production riser and tieback connector to 200 bar.

tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-06-25T18:00:00+02:00
density: 1.03
locationSample: Flowline
md: 4770
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
dTim: 2013-06-25T17:00:00+02:00
density: 1.32
locationSample: Reserve pit
md: 4770
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14
Pore pressure:
Survey stations:
Activities:
comments: Picked up riser single #2 and positioned and landed off joint. Inspected seal surface and installed IX-14 ring. Made up flange connection with bolt tensioner. Pressure tested flange connection to 3000 psi through test port - ok. Lowered riser and set in riser spider.
dTimEnd: 2013-06-25T02:30:00+02:00
dTimStart: 2013-06-25T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up riser single #3 and positioned and landed off joint. Inspected seal surface and installed IX-14 ring. Made up flange connection with bolt tensioner. Pressure tested flange connection to 3000 psi through test port - ok. Lowered riser and set in riser spider.
dTimEnd: 2013-06-25T04:30:00+02:00
dTimStart: 2013-06-25T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up riser single #4 and positioned and landed off joint. Inspected seal surface and installed IX-14 ring. Made up flange connection with bolt tensioner. Pressure tested flange connection to 3000 psi through test port - ok. Lowered riser and set in riser spider.
dTimEnd: 2013-06-25T07:00:00+02:00
dTimStart: 2013-06-25T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to pick up splash zone riser joint.
dTimEnd: 2013-06-25T07:15:00+02:00
dTimStart: 2013-06-25T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up splash zone riser joint and landed off joint. Inspected seal surface and installed IX-14 ring. Made up flange connection with bolt tensioner. Pressure tested flange connection to 3000 psi through test port - ok. Lowered riser and set in riser spider.
dTimEnd: 2013-06-25T08:45:00+02:00
dTimStart: 2013-06-25T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up upper riser pup joint and positioned and landed off joint. Inspected seal surface and installed IX-14 ring. Made up flange connection with bolt tensioner. Pressure tested flange connection to 3000 psi through test port - ok. Lowered riser and set in riser spider.
dTimEnd: 2013-06-25T10:30:00+02:00
dTimStart: 2013-06-25T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up tension joint and landed off joint. Inspected seal surface and installed IX-14 ring. Made up flange connection with bolt tensioner. Pressure tested flange connection to 3000 psi through test port - ok. Lowered riser and set in riser spider.
dTimEnd: 2013-06-25T12:00:00+02:00
dTimStart: 2013-06-25T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Modified flange protector clamp straps. Installed protector clamps.
dTimEnd: 2013-06-25T14:00:00+02:00
dTimStart: 2013-06-25T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered riser and attached hang off plate. Locked spider and landed off weight.
dTimEnd: 2013-06-25T14:15:00+02:00
dTimStart: 2013-06-25T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed riser running tool from riser tension joint.
dTimEnd: 2013-06-25T14:30:00+02:00
dTimStart: 2013-06-25T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and made up 5 1/2" drill pipe with riser running tool and tension riser joint. Picked up weight and removed hangoff plate.
dTimEnd: 2013-06-25T15:30:00+02:00
dTimStart: 2013-06-25T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to remove riser spider.
dTimEnd: 2013-06-25T15:45:00+02:00
dTimStart: 2013-06-25T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed riser spider.  Installed outer ring and master bushings.
dTimEnd: 2013-06-25T17:15:00+02:00
dTimStart: 2013-06-25T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up top drive to 5 1/2" drill pipe and riser. Spaced out to install needle valve. Ensured needle valve secured for running.
dTimEnd: 2013-06-25T17:30:00+02:00
dTimStart: 2013-06-25T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered riser to safe distance above riser landing guide funnel. Verified VGX ring in correct position. Lowered riser inside vertical guide. Removed riser guide funnel.
dTimEnd: 2013-06-25T19:00:00+02:00
dTimStart: 2013-06-25T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered hot stab to tieback connector. Installed hot stab using ROV.
dTimEnd: 2013-06-25T19:30:00+02:00
dTimStart: 2013-06-25T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed off tieback connector on wellhead with 15MT. Functioned valves on ROV panel to lock tieback connector.
dTimEnd: 2013-06-25T19:45:00+02:00
dTimStart: 2013-06-25T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Applied 3000 psi until stroke indicator indicated fully set.
dTimEnd: 2013-06-25T20:30:00+02:00
dTimStart: 2013-06-25T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and applied 20MT overpull to verify latched production riser.
dTimEnd: 2013-06-25T20:45:00+02:00
dTimStart: 2013-06-25T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lined up to perform pressure test of riser.
dTimEnd: 2013-06-25T21:00:00+02:00
dTimStart: 2013-06-25T20:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Filled riser with water using cement unit while venting through tension joint.
dTimEnd: 2013-06-25T21:45:00+02:00
dTimStart: 2013-06-25T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to perform pressure test to 20/200 bar for 5/10 minutes.
dTimEnd: 2013-06-25T22:00:00+02:00
dTimStart: 2013-06-25T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested riser to 20/200 bar for 5/10 minutes. Pumped 320 liters. Bled 320 liters back.
dTimEnd: 2013-06-25T22:45:00+02:00
dTimStart: 2013-06-25T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Opened needle valve on tension joint to drain string. Closed needle valve.
dTimEnd: 2013-06-25T23:00:00+02:00
dTimStart: 2013-06-25T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Flushed tieback connector control lines with inhibitor using the mini reel pump.
dTimEnd: 2013-06-26T00:00:00+02:00
dTimStart: 2013-06-25T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: