Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2014-01-12T00:00:00+01:00 to 2014-01-13T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-13T00:00:00+01:00
dTimDiaHoleStart: 2014-01-06T22:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with perforation run #6. L/D toolstring. 
P/U perforation toolstring #7. RIH with same.

hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 59
ropCurrent: -999.99
sum24Hr: P/U guns for perforating run no. 4. RIH with perforation string to 4100 m. Correlated across interval and perforated interval from 4022 m to 4034 m. POOH from 4019 m and L/D tool string. Tested on cabel head and inspected lubricator head. P/U guns and tool string for perforating run no. 5. RIH with perforation string to 4000 m. Correlated across interval and perforated interval from 3890 m to 3902 m.
tightWell: 0
tvd: 3212
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-01-13T00:00:00+01:00
density: 1.03
md: -999.99
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Performed system test on tractor. M/U lubricator at QST.
dTimEnd: 2014-01-12T00:30:00+01:00
dTimStart: 2014-01-12T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U guns and tool string for perforating run no. 4.
dTimEnd: 2014-01-12T02:00:00+01:00
dTimStart: 2014-01-12T00:30:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U lubricator at QST. Pressure tested lubricator to 275 bar. Filled riser with meg.
dTimEnd: 2014-01-12T02:30:00+01:00
dTimStart: 2014-01-12T02:00:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Opened well and RIH with perforation string no. 4 on WL to 250 m.
dTimEnd: 2014-01-12T03:15:00+01:00
dTimStart: 2014-01-12T02:30:00+01:00
md: 250
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string on WL with 30 m/min according to program.
Toolstring stopped moving at 4100 m / 74,95 deg inclination.
dTimEnd: 2014-01-12T06:00:00+01:00
dTimStart: 2014-01-12T03:15:00+01:00
md: 4100
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across interval 4022 m to 4034 m.
dTimEnd: 2014-01-12T07:45:00+01:00
dTimStart: 2014-01-12T06:00:00+01:00
md: 4100
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval from 4022 m to 4034 m with WHP 32 bar. WHP stabilized at 32 bar.
dTimEnd: 2014-01-12T08:00:00+01:00
dTimStart: 2014-01-12T07:45:00+01:00
md: 4019
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 4019 m to 230 m with perforating gun assembly no. 4.
Powered down logging unit.
dTimEnd: 2014-01-12T09:45:00+01:00
dTimStart: 2014-01-12T08:00:00+01:00
md: 230
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tools in catcher. Closed SV, 32 bar SIWHP. Closed HMW.
dTimEnd: 2014-01-12T10:00:00+01:00
dTimStart: 2014-01-12T09:45:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Inflow tested HMV with SIWHP 5 bar for 10 min. Meanwhile performed pre-job meeting prior to R/D lubricator and changing out tool string and L/O guns.
dTimEnd: 2014-01-12T10:30:00+01:00
dTimStart: 2014-01-12T10:00:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Bled off pressure in lubricator and purged clean with nitrogen.
dTimEnd: 2014-01-12T10:45:00+01:00
dTimStart: 2014-01-12T10:30:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator at QST. L/D tractor, tool string and guns.
dTimEnd: 2014-01-12T12:00:00+01:00
dTimStart: 2014-01-12T10:45:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed test on cabel head.
dTimEnd: 2014-01-12T13:00:00+01:00
dTimStart: 2014-01-12T12:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Observed that the lubricator head suspension sling had caught up on elevator bolt. Performed pre-job meeting. Reslung lubricator head.
dTimEnd: 2014-01-12T15:00:00+01:00
dTimStart: 2014-01-12T13:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Serviced and inspected lubricator head. Inspected wire line upper sheave.
dTimEnd: 2014-01-12T15:30:00+01:00
dTimStart: 2014-01-12T15:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed test on tool string.
dTimEnd: 2014-01-12T16:45:00+01:00
dTimStart: 2014-01-12T15:30:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to P/U perforating assy no. 5.
dTimEnd: 2014-01-12T17:00:00+01:00
dTimStart: 2014-01-12T16:45:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U guns and tool string for perforating run no. 5.
dTimEnd: 2014-01-12T17:45:00+01:00
dTimStart: 2014-01-12T17:00:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U lubricator at QST. Pressure tested lubricator to 275 bar. Filled riser with meg.
dTimEnd: 2014-01-12T18:15:00+01:00
dTimStart: 2014-01-12T17:45:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Opened well and RIH with perforation string no. 5 on WL to 250 m.
dTimEnd: 2014-01-12T18:30:00+01:00
dTimStart: 2014-01-12T18:15:00+01:00
md: 250
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string on WL with 30 m/min according to program.
Toolstring stopped moving at 4000 m / 71,3 deg inclination.
dTimEnd: 2014-01-12T21:00:00+01:00
dTimStart: 2014-01-12T18:30:00+01:00
md: 4000
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across interval 3890 m to 3902 m.
dTimEnd: 2014-01-12T23:45:00+01:00
dTimStart: 2014-01-12T21:00:00+01:00
md: 3887
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval from 3890 m to 3902 m with WHP 32 bar. WHP stabilized at 32 bar.
dTimEnd: 2014-01-13T00:00:00+01:00
dTimStart: 2014-01-12T23:45:00+01:00
md: 3887
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: