Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-11-28T00:00:00+01:00 to 2013-11-29T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-11-29T00:00:00+01:00
dTimDiaHoleStart: 2013-11-28T17:00:00+01:00
diaHole: 8.5
distDrill: 111
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drilling and geosteering 8 1/2" hole.
hpht: 0
md: 3410
mdCsgLast: 3294.7
mdDiaHoleStart: 3302
mdPlanned: -999.99
mdStrengthForm: 3302
presTestType: formation integrity test
reportNo: 19
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RIH with 8 1/2" BHA to 1000 m. Performed shallow test on MWD. Performed slip/cut. RIH with 8 1/2" BHA to 3209 m. Performed choke drill with crew. Drilled shoetrack/cement/rat hole to 3299 m. Drilled 3 m new formation to 3302 m. Circulated well clean. Performed FIT. Drill 8 1/2" hole to 3410 m.
tightWell: 0
tvd: 2888.4
tvdStrengthForm: 2848
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-11-28T09:00:00+01:00
density: 1.28
locationSample: Active pit
md: 3299
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 14
dTim: 2013-11-28T14:00:00+01:00
density: 1.32
locationSample: Flowline
md: 3301
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
dTim: 2013-11-28T22:00:00+01:00
density: 1.32
locationSample: Flowline
md: 3369
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 13
dTim: 2013-11-28T03:00:00+01:00
density: 1.32
locationSample: Flowline
md: 3473
mudClass: oil based
presBopRating: 345
pv: 37
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
Pore pressure:
dTim: 2013-11-29T00:00:00+01:00
equivalentMudWeight: 1.14
md: 3299
readingKind: estimated
dTim: 2013-11-29T00:00:00+01:00
equivalentMudWeight: 1.29
md: 3409
readingKind: estimated
Survey stations:
azi: 89.38
dTim: 2013-11-29T00:00:00+01:00
incl: 67.34
md: 3354.3
tvd: 2868.3
azi: 92.97
dTim: 2013-11-29T00:00:00+01:00
incl: 68.96
md: 3395.5
tvd: 2883.6
Activities:
comments: Installed PS-21 slips.
dTimEnd: 2013-11-28T00:15:00+01:00
dTimStart: 2013-11-28T00:00:00+01:00
md: 182
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" BHA on 5 1/2" DP from 182 m to 1000 m.
dTimEnd: 2013-11-28T01:00:00+01:00
dTimStart: 2013-11-28T00:15:00+01:00
md: 1000
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Filled string. Performed shallow test on MWD tool with 2000 lpm, 128 bar.
dTimEnd: 2013-11-28T01:45:00+01:00
dTimStart: 2013-11-28T01:00:00+01:00
md: 1000
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed PS-21 slps from rotary. Performed kick drill with crew.
dTimEnd: 2013-11-28T02:00:00+01:00
dTimStart: 2013-11-28T01:45:00+01:00
md: 1000
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to performing slip/cut drill line.
dTimEnd: 2013-11-28T02:15:00+01:00
dTimStart: 2013-11-28T02:00:00+01:00
md: 1000
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed slip/cut 34 m drill line. Cleaned and cleared rig floor. Calibrated drawworks and reset crown o matic.
dTimEnd: 2013-11-28T04:15:00+01:00
dTimStart: 2013-11-28T02:15:00+01:00
md: 1000
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" BHA on 5 1/2" DP from 1000 m to 2260 m.
Filled drill string every 1000 m.
dTimEnd: 2013-11-28T06:00:00+01:00
dTimStart: 2013-11-28T04:15:00+01:00
md: 2260
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" BHA on 5 1/2" DP from 2260 m to 3209 m.
Filled drill string every 1000 m.
dTimEnd: 2013-11-28T07:15:00+01:00
dTimStart: 2013-11-28T06:00:00+01:00
md: 3209
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed choke drill with crew. Closed annular and applied 30 bar on casing. Started up pump in steps to kill speed holding casing pressure constant. Reduced pump to zero strokes holding constant casing pressure 30 bar. Bled off casing pressure to zero. Opened annular.
dTimEnd: 2013-11-28T07:45:00+01:00
dTimStart: 2013-11-28T07:15:00+01:00
md: 3209
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Washed down with 1000 lpm, 63 bar, from 3209 m to 3250 m. Tagged top of cement with 4 ton @ 3250 m.
dTimEnd: 2013-11-28T08:15:00+01:00
dTimStart: 2013-11-28T07:45:00+01:00
md: 3250
phase: fixed
proprietaryCode: drilling -- ream
state: ok
stateDetailActivity: success
comments: Took up/down weight, 169/124 ton. Down-link MWD tool.
dTimEnd: 2013-11-28T08:30:00+01:00
dTimStart: 2013-11-28T08:15:00+01:00
md: 3250
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Drill out plug and FC from 3250 m to 3252 m with 1600 lpm, 122 bar, 100 rpm, 16-22 kNm, 1-3 ton WOB.
Weighted up mud to 1,32 SG.
dTimEnd: 2013-11-28T11:00:00+01:00
dTimStart: 2013-11-28T08:30:00+01:00
md: 3252
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled shoetrack/cement from 3252 m to 3295 m with 2000 lpm, 162 bar, 90 rpm, 16-23 kNm, 1-4 ton WOB.
dTimEnd: 2013-11-28T13:30:00+01:00
dTimStart: 2013-11-28T11:00:00+01:00
md: 3295
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Washed and cleaned rat hole in 2 m steps from 3295 m to 3299 m with 2000 lpm, 161 bar, 80 rpm, 15-21 kNm, 1-4 ton WOB. No cement.
dTimEnd: 2013-11-28T13:45:00+01:00
dTimStart: 2013-11-28T13:30:00+01:00
md: 3299
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled 3 m new formation from 3399 m to 3302 m with 2000 lpm, 161 bar, 80 rpm, 15-21 kNm, 1-4 ton WOB. ECD 1,47 SG Max gas: 0,02 %.
dTimEnd: 2013-11-28T14:00:00+01:00
dTimStart: 2013-11-28T13:45:00+01:00
md: 3302
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Pulled back into 9 5/8" shoe at 3295 m.
dTimEnd: 2013-11-28T14:15:00+01:00
dTimStart: 2013-11-28T14:00:00+01:00
md: 3295
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Circulated well clean and conditioned mud weight to 1,32 SG with 2450 lpm, 220 bar. ECD 1,43 SG Max gas: 0,02 %.
dTimEnd: 2013-11-28T15:15:00+01:00
dTimStart: 2013-11-28T14:15:00+01:00
md: 3295
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Lined up for FIT test and confirmed correct line up. Spaced out and closed ram. Performed FIT to 1,60 SG using 1,32 SG mud. Pumped 930 ltr and blead back 915 ltr
dTimEnd: 2013-11-28T16:00:00+01:00
dTimStart: 2013-11-28T15:15:00+01:00
md: 3295
phase: fixed
proprietaryCode: formation evaluation -- rft/fit
state: ok
stateDetailActivity: success
comments: B/O 1 wild single of 5 1/2" pipe from drill string. Serviced TDS, topped up gear box with 40 ltr oil.
dTimEnd: 2013-11-28T17:00:00+01:00
dTimStart: 2013-11-28T16:00:00+01:00
md: 3295
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Decoded signals from MWD. Took SCR @ 3295 m, 1,32 SG.
Pump 1 20/30/40 stroke, 33/41/42 bar.
Pump 2 20/30/40 stroke, 22/32/44 bar.
dTimEnd: 2013-11-28T17:15:00+01:00
dTimStart: 2013-11-28T17:00:00+01:00
md: 3295
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Drill 8 1/2" hole from 3302 m to 3313 m with 2400 lpm, 209 bar, 80 rpm, 17-25 kNm, 10 ton WOB. ROP 18 m/hr. ECD 1,50 SG. Max gas: 0,02 %.
dTimEnd: 2013-11-28T18:30:00+01:00
dTimStart: 2013-11-28T17:15:00+01:00
md: 3313
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Picked up of bottom, spaced out for BOP. Performed flow check. well static.
dTimEnd: 2013-11-28T19:00:00+01:00
dTimStart: 2013-11-28T18:30:00+01:00
md: 3313
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Drilled 8 1/2" hole from 3313 m to 3370 m with 2400 lpm, 202 bar, 160 rpm, 18-26 kNm, 7 ton WOB. ROP 10 m/hr. ECD 1,50 SG. Max gas: 0,03 %. 
Down link and take survey  after connection.
dTimEnd: 2013-11-28T21:45:00+01:00
dTimStart: 2013-11-28T19:00:00+01:00
md: 3370
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Reamed single from 3370 m to 3357 m. Tare co-pilot.
dTimEnd: 2013-11-28T22:15:00+01:00
dTimStart: 2013-11-28T21:45:00+01:00
md: 3370
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Drilled 8 1/2" hole from 3313 m to 3370 m with 2400 lpm, 209 bar, 160 rpm, 18-28 kNm, 6-7 ton WOB. ROP 10-25 m/hr. ECD 1,51 SG. Max gas: 0,05 %. 
Down link and take survey  after connection.
dTimEnd: 2013-11-29T00:00:00+01:00
dTimStart: 2013-11-28T22:15:00+01:00
md: 3410
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows:
dTim: 2013-11-29T00:00:00+01:00
lithology: Marl
mdBottom: 3332
mdTop: 3299
tvdBottom: 2859.7
tvdTop: 2847
dTim: 2013-11-29T00:00:00+01:00
lithology: Limestone
mdBottom: 3372
mdTop: 3332
tvdBottom: 2875
tvdTop: 2859.7
dTim: 2013-11-29T00:00:00+01:00
lithology: Interbedded limestone and Marl
mdBottom: 3409
mdTop: 3372
tvdBottom: 2888.5
tvdTop: 2875