Daily Drilling Report
Well: NO 15/9-F-1
Report period: 2013-07-28T00:00:00+02:00 to 2013-07-29T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-28T00:00:00+01:00
dateDrillComplete: 2013-08-20
daysBehind: 2.6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-29T00:00:00+02:00
dTimDiaHoleStart: 2013-07-23T02:30:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 20" casing.
hpht: 0
md: 1355
mdCsgLast: 220.9
mdDiaHoleStart: 226
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 12
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Pulled out of hole with 26" bottom hole assembly from 250m MD and laid down same to deck.
Rigged up to run casing.
Waited on weather.
tightWell: 0
tvd: 1343
tvdCsgLast: 220.9
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2013-07-28T23:59:00+02:00
density: 1.35
locationSample: Reserve pit
md: -999.99
mudClass: water based
presBopRating: 0
pv: 28
type: KCl/Polymer/GEM
visFunnel: 110
yp: 11.5
dTim: 2013-07-28T14:00:00+02:00
density: 1.03
locationSample: Flowline
md: -999.99
mudClass: water based
presBopRating: 0
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Pulled out of hole with 26" bottom hole assembly from 250m MD to 221m MD.

Meanwhile: Commenced shutting down producing wells F-11, F-12 and F-14.
dTimEnd: 2013-07-28T00:15:00+02:00
dTimStart: 2013-07-28T00:00:00+02:00
md: 221
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Topped up hole with 1.35 sg KCl water based mud. Serviced top drive and drill floor equipment. Greased dolly.
dTimEnd: 2013-07-28T01:15:00+02:00
dTimStart: 2013-07-28T00:15:00+02:00
md: 221
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pulled out of hole and laid down 26" bottom hole assembly from 221m MD to 51m MD.
dTimEnd: 2013-07-28T05:00:00+02:00
dTimStart: 2013-07-28T01:15:00+02:00
md: 51
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Downloaded MWD.
dTimEnd: 2013-07-28T06:00:00+02:00
dTimStart: 2013-07-28T05:00:00+02:00
md: 51
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pulled out of hole and laid down 26" bottom hole assembly from 51m MD to deck.
dTimEnd: 2013-07-28T09:00:00+02:00
dTimStart: 2013-07-28T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed CTS from 30" conductor. Installed cap on top of conductor. Connected control and cement hoses. Installed storm line sheave. Racked back cement head in derrick.
dTimEnd: 2013-07-28T11:30:00+02:00
dTimStart: 2013-07-28T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to rig up to run 20" casing.
dTimEnd: 2013-07-28T13:45:00+02:00
dTimStart: 2013-07-28T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged up to run casing. Installed casing tong, removed drilling bails and elevator. Made up lafleur. Installed casing bails and elevator.
dTimEnd: 2013-07-28T19:00:00+02:00
dTimStart: 2013-07-28T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Waited on weather. Cranes down due to wind speed above 40 knots.

Meanwhile: Function tested rig up, slips, elevator, tongs and HTS.
dTimEnd: 2013-07-29T00:00:00+02:00
dTimStart: 2013-07-28T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: