Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2007-07-04T00:00:00+02:00 to 2007-07-05T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
daysBehind: 4.3
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-07-05T00:00:00+02:00
dTimDiaHoleStart: 2007-06-17T16:15:00+02:00
diaHole: 8.5
diaPilot: 8.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Drop two sponge balls and circulate 1.2 x hole volume with SW.  POOH with cement stinger and RB 3 1/2" DP. Grind down damage on 30" conductor using ROV. Install CTS and removing 30" housing cement outlet ports using ROV. Slip and cut drill line. Change wash pipe. MU and RIH with 26" BHA.
hpht: 0
md: 1353
mdCsgLast: 251
mdDiaHoleStart: 258
mdPlanned: -999.99
mdStrengthForm: 251
presTestType: formation integrity test
reportNo: 22
ropCurrent: -999.99
strengthForm: 1.2
sum24Hr: Cemented plug #2 from 1073 m  to 800 m RKB. POOH with cement stinger to shoe at 251 m. Waiting on Siemens software downloading for process module. Cemented plug #3 from 794 m  to 521 m RKB. Cemented plug #4 from 515 m  to 249 m RKB.
tightWell: 0
tvd: 1353
tvdCsgLast: 251
tvdStrengthForm: 251
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-07-04T14:30:00+02:00
density: 1.35
locationSample: Reserve pit
md: 1353
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 120
yp: -999.99
dTim: 2007-07-04T21:00:00+02:00
density: 1.35
locationSample: Reserve pit
md: 1353
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 124
yp: -999.99
dTim: 2007-07-04T14:00:00+02:00
density: 1.05
locationSample: Reserve pit
md: 1353
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 200
yp: -999.99
Pore pressure:
dTim: 2007-07-05T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1353
readingKind: estimated
Survey stations:
Activities:
comments: Installed side entry sub and single. Installed Lo-torque valve on side entry sub.
dTimEnd: 2007-07-04T01:00:00+02:00
dTimStart: 2007-07-04T00:00:00+02:00
md: 1350
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: PU stand and connected to TDS. Tagged bottom at 1353.5 m (1.5 m fill). PU 1 m to 1352 m. Displaced hole to seawater, 1500 lpm/32-67 bar pumping 100 m3 SW. Lined up to kill mud.
dTimEnd: 2007-07-04T02:00:00+02:00
dTimStart: 2007-07-04T01:00:00+02:00
md: 1352
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Flow checked well and observed for bubles at wellhead with ROV. Rotated string with 5 rpm and reciprocated slowly. Meanwhile tested cement lines to 200 bar/5 min and held cement tool-box meeting with new crew. No gas observed.
dTimEnd: 2007-07-04T03:00:00+02:00
dTimStart: 2007-07-04T02:00:00+02:00
md: 1352
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Cemented plug #1 from 1352 m  to 1079 m RKB: Mixed and pumped, 800 lpm/30 bar, 12,0 m3 1.90 SG "G" cement slurry and displaced with 8.5 m3 seawater using rig pumps, 1500 lpm/ 3 bar, 50 rpm/1-2 kNm. POOH to 1074 m and dropped sponge ball and circulated 1.2 m3 hole volume with seawater, 2200 lpm/55 bar. PU to 1073 m.
dTimEnd: 2007-07-04T06:00:00+02:00
dTimStart: 2007-07-04T03:00:00+02:00
md: 1074
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cemented plug #2 from 1073 m  to 800 m RKB: Mixed and pumped, 800 lpm/27 bar, 12,0 m3 1.90 SG "G" cement slurry and displaced with 5.5 m3 seawater using rig pumps, 1500 lpm/ 3 bar, 50 rpm/1-2 kNm. POOH to 795 m and dropped sponge ball and circulated 1.2 m3 hole volume with seawater, 2200 lpm/55 bar. PU to 794 m.
dTimEnd: 2007-07-04T09:00:00+02:00
dTimStart: 2007-07-04T06:00:00+02:00
md: 795
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH with cement stinger to shoe at 251 m due to upcoming other activity on rig: Waited on Siemens software downloading for process module due to by-passed ESD systems.
dTimEnd: 2007-07-04T23:00:00+02:00
dTimStart: 2007-07-04T09:00:00+02:00
md: 251
phase: fixed
proprietaryCode: drilling -- wait
state: ok
stateDetailActivity: success
comments: MU and RIH with 3 1/2" cement stinger. Had a few tight spots, observed with ROV.
dTimEnd: 2007-07-05T00:00:00+02:00
dTimStart: 2007-07-04T23:00:00+02:00
md: 335
phase: fixed
proprietaryCode: drilling -- wait
state: ok
stateDetailActivity: success
Lithology and shows: