Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1992-09-19T00:00:00+02:00 to 1992-09-20T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-18T00:00:00+02:00
dateDrillComplete: 1992-12-18
daysBehind: 11.3
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1992-09-20T00:00:00+02:00
dTimDiaHoleStart: 1992-09-19T06:00:00+02:00
diaHole: 36
distDrill: 4
elevKelly: 22
fixedRig: false
forecast24Hr: None
hpht: 0
md: 547
mdDiaHoleStart: 109
mdKickoff: 562
mdPlanned: -999.99
reportNo: 12
ropCurrent: -999.99
sum24Hr: None
tightWell: 0
waterDepth: 84
Drilling fluid:
dTim: 1992-09-19T06:00:00+02:00
density: 1.06
locationSample: Active pit
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: SEAWATER/BENT.
visFunnel: 100
yp: -999.99
dTim: 1992-09-19T00:00:00+02:00
density: 1.06
locationSample: Active pit
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: SEAWATER/BENT.
visFunnel: 100
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: PUMPED 10 M3 HI-VIS PILL FOLLOWED BY 10 M3 SEAWATER AND 10 M3 1,25 SG HI-VIS MUD.
dTimEnd: 1992-09-19T01:00:00+02:00
dTimStart: 1992-09-19T00:00:00+02:00
md: 547
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: POOH TO 15 M ABOVE TEMPLATE. PUMPED 0,7 M3 1,25 SG HI-VIS MUD ON EVERY STAND WHEN PULLING OUT.
dTimEnd: 1992-09-19T03:00:00+02:00
dTimStart: 1992-09-19T01:00:00+02:00
md: 80
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: PULLED RIG 35 M DIRECTION 110 DEG.
dTimEnd: 1992-09-19T04:00:00+02:00
dTimStart: 1992-09-19T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH. L/D 8" MWD.
dTimEnd: 1992-09-19T06:00:00+02:00
dTimStart: 1992-09-19T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: M/U 12 1/4" BIT,34"/36" HOLEOPENER, REARRANGED BHA AND RIH TO 92 M.
dTimEnd: 1992-09-19T10:30:00+02:00
dTimStart: 1992-09-19T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POSITIONED RIG OVER TEMPLATE
dTimEnd: 1992-09-19T12:00:00+02:00
dTimStart: 1992-09-19T10:30:00+02:00
md: 92
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: STABBED INTO CTS PUMP,CLOSED CTS RAM TO CENTER STRING. OPENED UP 9 7/8" PILOT HOLE TO 36" FROM 109 M TO 128 M.
dTimEnd: 1992-09-19T15:30:00+02:00
dTimStart: 1992-09-19T12:00:00+02:00
md: 128
phase: fixed
proprietaryCode: drilling -- hole open
state: ok
stateDetailActivity: success
comments: REPAIRED SPEED CONTROL ON DRAW WORK.
dTimEnd: 1992-09-19T16:00:00+02:00
dTimStart: 1992-09-19T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: OPENED UP 9 7/8" PILOTHOLE TO 36" FROM 128 M TO 147 M.
dTimEnd: 1992-09-19T17:30:00+02:00
dTimStart: 1992-09-19T16:00:00+02:00
md: 147
phase: fixed
proprietaryCode: drilling -- hole open
state: ok
stateDetailActivity: success
comments: INVESTIGATED FAILURE ON DRAW WORK SPEED CONTROL SYSTEM.
dTimEnd: 1992-09-19T19:00:00+02:00
dTimStart: 1992-09-19T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: OPENED 9 7/8" PILOTHOLE TO 36" FROM 147 M TO 170 M. (12 1/4" BIT AT 172 M)
dTimEnd: 1992-09-19T20:30:00+02:00
dTimStart: 1992-09-19T19:00:00+02:00
md: 170
phase: fixed
proprietaryCode: drilling -- hole open
state: ok
stateDetailActivity: success
comments: DISPLACED HOLE WITH 40 M3 HI-VIS MUD.
dTimEnd: 1992-09-19T21:00:00+02:00
dTimStart: 1992-09-19T20:30:00+02:00
md: 170
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: DROPPED SINGLE SHOT SURVEY, PULLED STRING TO 118 M, RETRIEVED SURVEY WITH SLICK LINE. RIH TO 170 M. (SURVEY "BULLSEYE")
dTimEnd: 1992-09-19T22:00:00+02:00
dTimStart: 1992-09-19T21:00:00+02:00
md: 170
phase: fixed
proprietaryCode: drilling -- survey
state: ok
stateDetailActivity: success
comments: DISPLACED HOLE WITH 90 M3 1,25 SG HI-VIS MUD.
dTimEnd: 1992-09-19T23:00:00+02:00
dTimStart: 1992-09-19T22:00:00+02:00
md: 170
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: POOH TO 118 M, CLOSED CTS RAM,PULLED CTS PUMP ON 34"/36" HOLEOPENER TO ABOVE TEMPLATE.
dTimEnd: 1992-09-20T00:00:00+02:00
dTimStart: 1992-09-19T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: