Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2015-11-04T00:00:00+01:00 to 2015-11-05T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-11-05T00:00:00+01:00
dTimDiaHoleStart: 2015-11-02T18:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pack equipment, clean and tidy area.
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Logged RST-D IC pass across interval 3525 - 3470 m. Rigged down WL equipment. Tested XMT valves and DHSV. Handed well back to production. Started to rig down for demobilization.
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Logged fourth RST-D IC pass across interval 3525 - 3470 m. Completed logging.
dTimEnd: 2015-11-04T02:10:00+01:00
dTimStart: 2015-11-04T00:00:00+01:00
md: 3470
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH from 3470 m to surface . WHP  bar. 54 bar.
dTimEnd: 2015-11-04T03:45:00+01:00
dTimStart: 2015-11-04T02:10:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed SV & HMV and inflow tested same. Purged lubricator with N2. Observed grease in bleed off hose.
dTimEnd: 2015-11-04T05:10:00+01:00
dTimStart: 2015-11-04T03:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Found empty container to drain grease, to avoid getting same into bleed-off lines.
dTimEnd: 2015-11-04T05:45:00+01:00
dTimStart: 2015-11-04T05:10:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued to purge lubricator.
dTimEnd: 2015-11-04T06:00:00+01:00
dTimStart: 2015-11-04T05:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed toolbox talk prior to L/D BHA#1.
dTimEnd: 2015-11-04T06:10:00+01:00
dTimStart: 2015-11-04T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Broke lubricator and L/D BHA on deck.
dTimEnd: 2015-11-04T07:00:00+01:00
dTimStart: 2015-11-04T06:10:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Rigged down top lubricator and prepared for rigging down lubricator.
dTimEnd: 2015-11-04T08:00:00+01:00
dTimStart: 2015-11-04T07:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed BOP and opened HMV. Bled off pressure above DHSV and inflow tested same, 0,03 bar/30 min.
dTimEnd: 2015-11-04T09:15:00+01:00
dTimStart: 2015-11-04T08:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Opened BOP. Rigged down lubricator and L/D on drill floor. Disconnected hoses to BOP. Lifted BOP and placed same in moonpool. 
Meanwhile Schlumberger rigged down logging unit.
dTimEnd: 2015-11-04T13:00:00+01:00
dTimStart: 2015-11-04T09:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Disconnected lower riser section and L/D same on drill floor. Installed top cap. Disconnected KWV manifold and installed KWV cap.
dTimEnd: 2015-11-04T14:40:00+01:00
dTimStart: 2015-11-04T13:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Leak tested top cap and KWV cap to 20/345 bar for 5/10 min.
dTimEnd: 2015-11-04T16:15:00+01:00
dTimStart: 2015-11-04T14:40:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Disconnected hoses to XMT HMV and DHSV. Cleaned and tidy area. Handed well over to production department.
dTimEnd: 2015-11-04T17:30:00+01:00
dTimStart: 2015-11-04T16:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lifted lubricators into containers and rigged down equipment on pipedeck. Lifted BOP from moonpool into container on pipedeck.
dTimEnd: 2015-11-04T19:00:00+01:00
dTimStart: 2015-11-04T17:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Reeled back HMV & DHSV and packed skid. Packed BOP pressure control skid.
dTimEnd: 2015-11-04T22:00:00+01:00
dTimStart: 2015-11-04T19:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Packed chicksan container and removed scaffolding around wireline winch.
dTimEnd: 2015-11-05T00:00:00+01:00
dTimStart: 2015-11-04T22:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: