Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-07-13T00:00:00+02:00 to 2013-07-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-14T00:00:00+02:00
dTimDiaHoleStart: 2013-07-09T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with perforation BHA # 3RR. Correlate and perforate interval # 3. POOH and L/O BHA # 3RR. P/U and M/U perforation BHA # 4.
hpht: 0
md: 4768.7
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 47
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: L/O perforation BHA # 2. P/U and M/U perforation BHA # 3. RIH with BHA # 3 to 4420 m. Unable to communicate with tools. POOH with BHA # 3.
Troubleshoot communication failure. Build new cablehead and P/U perforation BHA # 3RR.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: B/O and L/O perforation BHA # 2. Layed out wireline and cut same at cablehead.
dTimEnd: 2013-07-13T01:30:00+02:00
dTimStart: 2013-07-13T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Re-Build cablehead and prepared guns for perforation run # 3.
dTimEnd: 2013-07-13T03:00:00+02:00
dTimStart: 2013-07-13T01:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tested interface between wireline tractor and logging tools Voltage Protection Module and Casing Collar Locator.
dTimEnd: 2013-07-13T04:30:00+02:00
dTimStart: 2013-07-13T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Held TBT. P/U and M/U perforation BHA # 3. M/U lubricator and tested In-Situ Sub to 30/200 bar for 5/10 min.
(Tool length: 30.85m, MAX OD:4.5 in, Tool Weight: 1184.65 kg)
dTimEnd: 2013-07-13T06:00:00+02:00
dTimStart: 2013-07-13T04:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation BHA # 3 from surface to 4420 m.
dTimEnd: 2013-07-13T11:15:00+02:00
dTimStart: 2013-07-13T06:00:00+02:00
md: 4420
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Attempted to correlate gun position for perforation interval # 3. Lost communication with perforation BHA # 3.
dTimEnd: 2013-07-13T12:15:00+02:00
dTimStart: 2013-07-13T11:15:00+02:00
md: 4420
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH to surface. Closed-in well and inflow tested same. bleed off wellhead pressure to 0 bar and broke out lubricator.
dTimEnd: 2013-07-13T17:45:00+02:00
dTimStart: 2013-07-13T12:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: L/D BHA on cantiliver deck and troubleshoot communication failure. Communication failure identified in cablehead.
dTimEnd: 2013-07-13T20:15:00+02:00
dTimStart: 2013-07-13T17:45:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Build new cablehead and tested tools.
dTimEnd: 2013-07-13T23:00:00+02:00
dTimStart: 2013-07-13T20:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: P/U and M/U perforation BHA # 3RR.
dTimEnd: 2013-07-14T00:00:00+02:00
dTimStart: 2013-07-13T23:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
Lithology and shows: