Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-03-13T00:00:00+01:00 to 1993-03-14T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 114.9
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-03-14T00:00:00+01:00
dTimDiaHoleStart: 1993-02-25T17:00:00+01:00
diaHole: 8.5
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *RETRIEVE STUCK LOGGING TOOLS.
*PERFORM FMT/DBIL LOGS WITH PCL ON DRILLPIPE.
hpht: 0
md: 4641
mdCsgLast: 3569.3
mdDiaHoleStart: 3581
mdPlanned: -999.99
mdStrengthForm: 3580
reportNo: 118
ropCurrent: -999.99
strengthForm: 1.71
sum24Hr: *CONTINUED LOG NO 1 TO 9 5/8" SHOE.
*BECAME STUCK WHILE PERFORMING REPEAT SECTION AT 3697M.
*RIGGED UP TO RETRIEVE LOGGING TOOLS WITH DP.
*FED CATCHER THROUGH DP AND RIH WITH OVERSHOT ASSY.
*REPAIRED WIRELINE WINCH GEAR BOX.
*CONTINUED RIH WITH OVERSHOT ASSY.
tightWell: 0
tvd: 3129.7
tvdCsgLast: 2399
tvdStrengthForm: 2394
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-03-13T22:30:00+01:00
density: 1.41
locationSample: Active pit
md: 4641
mudClass: oil based
presBopRating: -999.99
pv: 34
type: PETROFREE
visFunnel: 84
yp: 10
dTim: 1993-03-13T01:45:00+01:00
density: 1.41
locationSample: Flowline
md: 4640
mudClass: oil based
presBopRating: -999.99
pv: 34
type: PETROFREE
visFunnel: 72
yp: 11
Pore pressure:
dTim: 1993-03-14T00:00:00+01:00
equivalentMudWeight: 1.3
md: 4107
readingKind: estimated
dTim: 1993-03-14T00:00:00+01:00
equivalentMudWeight: 1.1
md: 4641
readingKind: estimated
Survey stations:
Activities:
comments: FINISHED RIGGING UP ATLAS WIRELINE.
dTimEnd: 1993-03-13T01:30:00+01:00
dTimStart: 1993-03-13T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: RAN LOG NO 1. DIFL/AC/ZDL/CN/GR/CHT. IN AT 01:45 HRS.
dTimEnd: 1993-03-13T06:00:00+01:00
dTimStart: 1993-03-13T01:30:00+01:00
md: 4615
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: CONTINUED LOG RUN NO 1. TO 9 5/8" SHOE. RIH TO 3725M. LOGGED REPEAT SECTION FROM 3725M TO 3697M. UNABLE TO PASS 3697M. TOP OF TOOL AT 3664.5M.
dTimEnd: 1993-03-13T09:00:00+01:00
dTimStart: 1993-03-13T06:00:00+01:00
md: 4488
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: MADE SEVERAL ATTEMTS TO FREE STUCK LOGGING TOOLS BY WORKING CABLE WITH MAX 6000 LBS OVERPULL. KEPT CABLE IN TENSION WHILE WORKING CALIPER ARM.
dTimEnd: 1993-03-13T12:30:00+01:00
dTimStart: 1993-03-13T09:00:00+01:00
md: 3664.5
phase: fixed
proprietaryCode: formation evaluation -- other
state: fail
stateDetailActivity: stuck equipment
comments: RIGGED DOWN ATLAS WIRELINE EQUIPMENT ON RIG FLOOR. INSTALLED T-BAR IN ROTARY AND CUT CABLE 5M ABOVE RKB. PREPAIRED AND MADE UP CATCHER, ATTACHED SAME AND PERFORMED PULLTEST. INSTALLED TOP SHEAVE AT CROWN. MADE UP OVER SHOT TO 5" HWDP.
dTimEnd: 1993-03-13T17:00:00+01:00
dTimStart: 1993-03-13T12:30:00+01:00
md: 3697
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: success
comments: FEAD CATCHER THROUGH DP AND RIH WITH OVER SHOT ASSEMBLY.
dTimEnd: 1993-03-13T18:30:00+01:00
dTimStart: 1993-03-13T17:00:00+01:00
md: 57
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: success
comments: HAD PROBLEMS WITH GEAR BOX ON ATLAS WIRELINE UNIT.
dTimEnd: 1993-03-13T19:00:00+01:00
dTimStart: 1993-03-13T18:30:00+01:00
md: 57
phase: fixed
proprietaryCode: interruption -- repair
state: fail
stateDetailActivity: equipment failure
comments: CONTINUED RIH WITH OVERSHOT ASSEMBLY TO 804M.
dTimEnd: 1993-03-14T00:00:00+01:00
dTimStart: 1993-03-13T19:00:00+01:00
md: 804
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: success
Lithology and shows: