Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-13T00:00:00+02:00 to 2013-06-14T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-06-14T00:00:00+02:00
dTimDiaHoleStart: 2013-06-12T20:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: M/U 7" x 9 5/8" Liner hanger and RIH with 7" liner on drill pipe to TD. Set Liner hanger and cement 7" liner in place. Set Liner hanger packer.
hpht: 0
md: 4770
mdCsgLast: 3192.5
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 17
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: RIH with 29# 7" liner from 60 m to 1418 m.
tightWell: 0
tvd: 3257
tvdCsgLast: 2780.3
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
dTim: 2013-06-14T00:00:00+02:00
equivalentMudWeight: 1.11
md: 3200
readingKind: estimated
dTim: 2013-06-14T00:00:00+02:00
equivalentMudWeight: 1.29
md: 3361
readingKind: estimated
dTim: 2013-06-14T00:00:00+02:00
equivalentMudWeight: 1.18
md: 4770
readingKind: estimated
Survey stations:
Activities:
comments: RIH with 29 ppf 7" liner from 60 m to 341 m. Average 4 joints/hrs.
Note: Slow running speed. only one casing handling equipment operator. Due to cancelled helicopters
dTimEnd: 2013-06-13T06:00:00+02:00
dTimStart: 2013-06-13T00:00:00+02:00
md: 341
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 29 ppf 7" liner from 341 m to 1418 m. Average 5.2 joints/hrs. L/O a total of 6 joints w/ damged treads.
dTimEnd: 2013-06-14T00:00:00+02:00
dTimStart: 2013-06-13T06:00:00+02:00
md: 1418
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: