Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-01T00:00:00+02:00 to 2013-06-02T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-06-02T00:00:00+02:00
dTimDiaHoleStart: 2013-05-28T14:30:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH 9 5/8" X 10 3/4" casing.
hpht: 0
md: 3197
mdCsgLast: 2570.7
mdDiaHoleStart: 2614
mdPlanned: -999.99
mdStrengthForm: 2574
presTestType: formation integrity test
reportNo: 5
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Retrieved wearbushing washed BOPs and wellhead. R/U and RIH 9 5/9" casing to 827 m..
tightWell: 0
tvd: 2782
tvdCsgLast: 2442
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-06-01T23:40:00+02:00
density: 1.28
locationSample: Active pit
md: 3197
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
dTim: 2013-06-01T12:00:00+02:00
density: 1.28
locationSample: Flowline
md: 3197
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
Pore pressure:
Survey stations:
Activities:
comments: Serviced drilling equipment. Clean and clered rig floor.
dTimEnd: 2013-06-01T01:30:00+02:00
dTimStart: 2013-06-01T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U jet sub and wearbushing retrieval tool. RIH and washed BOP cavities with 1000 lpm, 5 bar.
dTimEnd: 2013-06-01T02:00:00+02:00
dTimStart: 2013-06-01T01:30:00+02:00
md: 30
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with wearbushing retrieval tool and engaged wearbushing with 5 MT down wight. Picked up 45 MT overpull and released wearbushing.
dTimEnd: 2013-06-01T03:30:00+02:00
dTimStart: 2013-06-01T02:00:00+02:00
md: 188
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH and L/O wearbushing retrieval tool and dressed wellhead with 2000 lpm, 18 bar.
dTimEnd: 2013-06-01T05:00:00+02:00
dTimStart: 2013-06-01T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/U handling equipment for 9 5/8" casing.
Note Includes shift change and weekly fire drill.
dTimEnd: 2013-06-01T09:00:00+02:00
dTimStart: 2013-06-01T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U 9 5/8" shoe joint verified float function and dropped bypass baffle. M/U shoe joint and intermediate joint unable to get good make-up grath.
dTimEnd: 2013-06-01T10:45:00+02:00
dTimStart: 2013-06-01T09:00:00+02:00
md: 11
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Broke out and layed out intermediate joint.
dTimEnd: 2013-06-01T11:30:00+02:00
dTimStart: 2013-06-01T10:45:00+02:00
md: 11
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U back-up intermediate joint and M/U shoe joint, intermediate joints and landing collar joint. Thread locked connections.
dTimEnd: 2013-06-01T12:00:00+02:00
dTimStart: 2013-06-01T11:30:00+02:00
md: 49
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 53.5 ppf 9 5/8" casing from 49 m to 334 m . Filled casing every joint  
Average running rate 5 joints/hr. 
Observed shoe float switch to self filling mode.

dTimEnd: 2013-06-01T17:00:00+02:00
dTimStart: 2013-06-01T12:00:00+02:00
md: 334
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: M/U circulation swedge and broke circulation with 200 lpm, 2 bar. Stepped up pumps from 200 lpm in increments of 600 lpm, 8.5 bar, 1000 lpm, 12 bar to 3000 lpm, 61 bar and close shoe float self filling ports.
dTimEnd: 2013-06-01T19:00:00+02:00
dTimStart: 2013-06-01T17:00:00+02:00
md: 334
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 53.5 ppf 9 5/8" casing from 334 m to 827 m . Filled casing every joint..
Average running rate 10 joints/hr.
dTimEnd: 2013-06-02T00:00:00+02:00
dTimStart: 2013-06-01T19:00:00+02:00
md: 827
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: