Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2015-08-07T00:00:00+02:00 to 2015-08-08T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-08-08T00:00:00+02:00
dTimDiaHoleStart: 2015-08-05T11:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Troubleshoot toolstring set up. Evaluate further operation.
hpht: 0
md: -999.99
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
sum24Hr: Completed rigging up W/L equipment on well. Leak tested rig up. Started to build BHA for pef. run. #1.

tightWell: 0
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Hooked up equalizing loop from SWV to PW. Leak tested SW manifold to 20/345 bar for 5/10 min.
dTimEnd: 2015-08-07T01:00:00+02:00
dTimStart: 2015-08-07T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Removed top cap from XMT and installed lower riser.
dTimEnd: 2015-08-07T02:00:00+02:00
dTimStart: 2015-08-07T01:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed TBT for installation of wireline BOP
dTimEnd: 2015-08-07T02:15:00+02:00
dTimStart: 2015-08-07T02:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Moved BOP into position and installed  BOP onto lower riser.
dTimEnd: 2015-08-07T02:45:00+02:00
dTimStart: 2015-08-07T02:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Installed hydraulic control hoses onto BOP. Function tested and performed visual connection test on lower riser and BOP against SV to 345 bar for 5 min.

dTimEnd: 2015-08-07T03:45:00+02:00
dTimStart: 2015-08-07T02:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed TBT prior to P/U riser.
dTimEnd: 2015-08-07T04:00:00+02:00
dTimStart: 2015-08-07T03:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: P/U riser and connected onto BOP. Installed QTS onto riser stick up. Changed elevator inserts and installed T bar and wireline sheave.
dTimEnd: 2015-08-07T05:15:00+02:00
dTimStart: 2015-08-07T04:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Prepared lubricator and hooked up GIH hoses.
Meanwhile: Recieved remaining equipment from supply vessel. (SLB gun basket and container)
dTimEnd: 2015-08-07T08:00:00+02:00
dTimStart: 2015-08-07T05:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed TBT for testing C/L to DHSV and HMV.
dTimEnd: 2015-08-07T08:15:00+02:00
dTimStart: 2015-08-07T08:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Tested C/L to DHSV and HMV to 520 bar. Hooked up N2 bottle rack for emergency air supply to grease skid.
Meanwhile: Checked counter wheel on W/L winch. Secured hoses on lubricator. 
Meanwhile: Schlumberger tested perforation tools and L/D guns on pipe deck.
dTimEnd: 2015-08-07T12:40:00+02:00
dTimStart: 2015-08-07T08:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Prepared lubricator for lifting.
dTimEnd: 2015-08-07T13:25:00+02:00
dTimStart: 2015-08-07T12:40:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed TBT for lifting and installation of lubricator.
dTimEnd: 2015-08-07T13:40:00+02:00
dTimStart: 2015-08-07T13:25:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Lifted lubricator for installation on top of riser. Stopped lifting operation due to challenges to maneuver lubricator by using tugger.
dTimEnd: 2015-08-07T15:00:00+02:00
dTimStart: 2015-08-07T13:40:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Peformed TBT for lifting lubricator and installing tractor.
dTimEnd: 2015-08-07T15:20:00+02:00
dTimStart: 2015-08-07T15:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Lifted lubricator on top of riser. Had to use rig crane to assist lift.
dTimEnd: 2015-08-07T16:30:00+02:00
dTimStart: 2015-08-07T15:20:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Hooked up closed drain hose on wellhead.
Meanwhile: Built toolstring for lubricator leak test. Filled lubricator with MEG.

dTimEnd: 2015-08-07T18:00:00+02:00
dTimStart: 2015-08-07T16:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Installed tractor in lubricator and leak tested rig up to 20/345 bar for 5/10 min. Leak tested bleed off line to 20/150 bar for 5/10 min.
dTimEnd: 2015-08-07T19:45:00+02:00
dTimStart: 2015-08-07T18:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Bled off lubricator, purged lubricator with N2 and drained MEG in riser to closed drain.
dTimEnd: 2015-08-07T21:30:00+02:00
dTimStart: 2015-08-07T19:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Peformed TBT prior to disconnecting lubricator and L/D toolstring.
dTimEnd: 2015-08-07T21:45:00+02:00
dTimStart: 2015-08-07T21:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Disconnected lubricator and L/D toolstring.
dTimEnd: 2015-08-07T22:00:00+02:00
dTimStart: 2015-08-07T21:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Schlumberger tested logging tools and Altus tractor.
dTimEnd: 2015-08-08T00:00:00+02:00
dTimStart: 2015-08-07T22:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: