Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-08T00:00:00+01:00 to 2009-02-09T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-09T00:00:00+01:00
dTimDiaHoleStart: 2009-02-07T02:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 2920
mdCsgLast: 2914.8
mdDiaHoleStart: 2971
mdPlanned: -999.99
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 22
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: None
tightWell: 0
tvd: 2748
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued RU 10 3/4" handling equipment for 10 3/4" tie-back.
dTimEnd: 2009-02-08T02:00:00+01:00
dTimStart: 2009-02-08T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to RIH with 10 3/4" casing. PU 10 3/4" tie-back adapter and sat in slips. Observed major hydraulic leak from TDS.
dTimEnd: 2009-02-08T03:00:00+01:00
dTimStart: 2009-02-08T02:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Found damaged port for hydraulic hose in TDS rotating head. Isolated port and switched to redundant hydraulic line.
dTimEnd: 2009-02-08T06:00:00+01:00
dTimStart: 2009-02-08T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued trouble shooting hydraulic leak in TDS rotating head. LO 10 3/4" tie-back csg onto HTS, removed PS21's, bails and elevator to have acess to TDS.

Meanwhile continued changing hydraulic tension cylinders on F-15 on centralizer deck. Performed housekeeping and maintenance.
dTimEnd: 2009-02-08T17:30:00+01:00
dTimStart: 2009-02-08T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Replaced seal in rotating head and rebuilt same. Tested and observed no leaks. Continued rebuilding rotating head components.
dTimEnd: 2009-02-08T19:00:00+01:00
dTimStart: 2009-02-08T17:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: De-isolated drawworks and TDS. Function tested TDS and pressured up system. Tidied and cleaned oil from TDS and rig floor.
dTimEnd: 2009-02-08T20:00:00+01:00
dTimStart: 2009-02-08T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RU and function tested handling equipment for 10 3/4" csg.
dTimEnd: 2009-02-08T20:45:00+01:00
dTimStart: 2009-02-08T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to RIH with 10 3/4" casing. PU 10 3/4" tie-back adapter and sat in slips.
dTimEnd: 2009-02-08T21:00:00+01:00
dTimStart: 2009-02-08T20:45:00+01:00
md: 14
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: PU and RIH with 10 3/4" csg 13%Cr80 Vam Top from 14 m to 119 m.
dTimEnd: 2009-02-08T23:00:00+01:00
dTimStart: 2009-02-08T21:00:00+01:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: PU 10 3/4" surface csg hanger assembly with adjustment sub and handling tool. Released casing hanger RT with 10 right hand turns and LD same.
dTimEnd: 2009-02-08T23:30:00+01:00
dTimStart: 2009-02-08T23:00:00+01:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Drained 13 5/8" surface riser through B-annulus valve on multibowl to sea. 

Meanwhile changed to 5 1/2" handling equipment.
dTimEnd: 2009-02-08T23:45:00+01:00
dTimStart: 2009-02-08T23:30:00+01:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: MU pre-made stand with 10 3/4" spear from derrick.
dTimEnd: 2009-02-09T00:00:00+01:00
dTimStart: 2009-02-08T23:45:00+01:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: