Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-12T00:00:00+02:00 to 2014-04-13T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-13T00:00:00+02:00
dTimDiaHoleStart: 2014-04-08T18:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr:  POOH with gun assembly no 6 due to tractor failure. L/D gun assembly and tractor assembly. M/U new tractor assembly and gun assembly for run no 6. RIH with gun assembly no 6. Perforate interval no 6. POOH with gun assembly no 6, L/D. M/U gun assembly for run no. 7  RIH with gun assembly no 7. Perforate interval no 7. POOH with gun assembly no 7, L/D.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 51
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: POOH perforating gun assembly no. 4 and L/D. P/U gun assembly for perforating run no. 5 and RIH same. Perforated interval from 3888 m to 3906 m. POOH with perforating gun assembly no. 5 L/D. Serviced tractor assembly. Pressure tested wireline BOP, riser and lubricator. P/U gun assembly for perforating run no. 6 and RIH same to 300 m.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-04-12T21:00:00+02:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: POOH perforating gun assembly no. 4. from 2000 m.
Shut down the unit @ 500 m.

dTimEnd: 2014-04-12T01:30:00+02:00
dTimStart: 2014-04-12T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tools in catcher. Closed SV, 40 bar. Closed HMW.
dTimEnd: 2014-04-12T01:45:00+02:00
dTimStart: 2014-04-12T01:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Bled off pressure in lubricator and purged clean with nitrogen.
dTimEnd: 2014-04-12T02:00:00+02:00
dTimStart: 2014-04-12T01:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Inflow tested HMV against SIWHP, 35 bar for 10 min. Meanwhile performed pre-job meeting prior to changing out tractor and L/O guns. Trouble shoot on x-tree gauge during inflow test of SV.
Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min.
dTimEnd: 2014-04-12T05:00:00+02:00
dTimStart: 2014-04-12T02:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator at QST. L/D Gun assembly no. 4.
dTimEnd: 2014-04-12T06:00:00+02:00
dTimStart: 2014-04-12T05:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Checked tractor hanging. Switched to pass through mode.
dTimEnd: 2014-04-12T06:15:00+02:00
dTimStart: 2014-04-12T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to P/U gun.
dTimEnd: 2014-04-12T06:30:00+02:00
dTimStart: 2014-04-12T06:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U gun assembly for perforating run no. 5. M/U lubricator.
dTimEnd: 2014-04-12T07:30:00+02:00
dTimStart: 2014-04-12T06:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tested QTS with test pump on rig floor to 20/250 bar for 5/10 min. Filled riser with MEG.
Opened DHSV, HMV and SV.
dTimEnd: 2014-04-12T08:00:00+02:00
dTimStart: 2014-04-12T07:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Changed out wiper rubber on lubricator. Transfered tractor and guns for next run to rig floor. 
Opened DHSV, HMV. and SV.
dTimEnd: 2014-04-12T09:00:00+02:00
dTimStart: 2014-04-12T08:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string no. 5 on WL with 30 m/min to 3250 m.
Correlated across DHPG @ 2640 m. DO = +8 m.
Toolstring stopped moving at 3250 m / 78 deg inclination.
dTimEnd: 2014-04-12T12:00:00+02:00
dTimStart: 2014-04-12T09:00:00+02:00
md: 3250
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string no 5. on WL using tractor from 3250 m to 3560 m.
dTimEnd: 2014-04-12T12:30:00+02:00
dTimStart: 2014-04-12T12:00:00+02:00
md: 3560
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated tool string according to program between 3870 m to 3888 m.
Orientation Pass 1.
Orientation Pass 2.
Orientation Pass 3.
Orientation Pass 4.
Orientation Pass 5.
Shooting Pass.
dTimEnd: 2014-04-12T13:30:00+02:00
dTimStart: 2014-04-12T12:30:00+02:00
md: 2888
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval from 3888 m to 3906 m. Firing depht 3836 m.
Wellhead pressure prior to fire, 37 bar. WHP stabilized at 33,5 bar. Lost 300 lbs surface tension.
dTimEnd: 2014-04-12T13:45:00+02:00
dTimStart: 2014-04-12T13:30:00+02:00
md: 3836
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3836 m with perforating gun assembly no. 5.
Shut down the unit @ 300 m.
dTimEnd: 2014-04-12T15:45:00+02:00
dTimStart: 2014-04-12T13:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tools in catcher. Closed SV, 36,5 bar. Closed HMW.
dTimEnd: 2014-04-12T16:00:00+02:00
dTimStart: 2014-04-12T15:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Bled off pressure in lubricator and purged clean with nitrogen.
dTimEnd: 2014-04-12T16:15:00+02:00
dTimStart: 2014-04-12T16:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Inflow tested HMV against SIWHP, 35 bar for 10 min. Meanwhile performed pre-job meeting prior to changing out tractor and L/O guns. Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min.
dTimEnd: 2014-04-12T17:15:00+02:00
dTimStart: 2014-04-12T16:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator at QST. L/D Gun assembly no. 5.
dTimEnd: 2014-04-12T18:15:00+02:00
dTimStart: 2014-04-12T17:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Lifted tractors to drill floor. Inspected head / hot checked for next run 6 and run 7.
dTimEnd: 2014-04-12T20:00:00+02:00
dTimStart: 2014-04-12T18:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U tractor assembly and tool string prior to pressure test wire line BOP, riser and lubricator.
dTimEnd: 2014-04-12T20:45:00+02:00
dTimStart: 2014-04-12T20:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Pressure test wireline rig up to 30/250 bar, 5/10 min.
Meanwhile performed pre-job meeting prior to M/U guns.
dTimEnd: 2014-04-12T22:15:00+02:00
dTimStart: 2014-04-12T20:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U gun assembly for perforating run no. 6. M/U lubricator.
dTimEnd: 2014-04-12T23:00:00+02:00
dTimStart: 2014-04-12T22:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tested QTS with test pump on rig floor to 30/250 bar for 5/10 min. Filled riser with MEG.
Opened DHSV, HMV. and SV.
dTimEnd: 2014-04-12T23:30:00+02:00
dTimStart: 2014-04-12T23:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string no. 6 on WL with 30 m/min to 300 m.
dTimEnd: 2014-04-13T00:00:00+02:00
dTimStart: 2014-04-12T23:30:00+02:00
md: 300
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: