Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2014-01-02T00:00:00+01:00 to 2014-01-03T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-03T00:00:00+01:00
dTimDiaHoleStart: 2013-12-30T04:45:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: P/U TH and terminate lines. Install TH RT. Drop ball for setting packer. 
Set Production Packer and test tubing. Leaktest Production Packer and TH. R/U WL.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 49
ropCurrent: -999.99
sum24Hr: RIH with 7" tubing from 1445 m. P/U and M/U DHSV at 2268 m. Terminated same. Continued RIH remaining tubing before changing to DP handling equipment.
tightWell: 0
tvd: 3212
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued RIH with 7" 29 ppf 13%CrS-110 VamTop tubing from 1445 to 1892 m. M/U cable clamp on every connection.
Difficulties to install clamps due to squared cable and changing dies on power tong on regular intervals.
Average speed: 6,3 joints/hr
dTimEnd: 2014-01-02T06:00:00+01:00
dTimStart: 2014-01-02T00:00:00+01:00
md: 1892
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Continued RIH with 7" 29 ppf 13%CrS-110 VamTop tubing from 1892 to 2669 m. M/U cable clamp on every connection.
Difficulties to install clamps due to squared cable and changing dies on power tong on regular intervals.
Average speed: 8,5 joints/hr
dTimEnd: 2014-01-02T13:45:00+01:00
dTimStart: 2014-01-02T06:00:00+01:00
md: 2669
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U DHSV and installed one joint above.
Installed hang off sheave and connected control lines. Tested same to 690 bar.
dTimEnd: 2014-01-02T17:00:00+01:00
dTimStart: 2014-01-02T13:45:00+01:00
md: 2676
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" 29 ppf 13%CrS-110 VamTop tubing from 2676 to 2829 m. M/U cable clamp on every connection.
Difficulties to install clamps due to squared cable and changing dies on power tong on regular intervals.
dTimEnd: 2014-01-02T19:00:00+01:00
dTimStart: 2014-01-02T17:00:00+01:00
md: 2829
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed Toolbox talk with ongoing crew.
dTimEnd: 2014-01-02T19:15:00+01:00
dTimStart: 2014-01-02T19:00:00+01:00
md: 2829
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" 29 ppf 13%CrS-110 VamTop tubing from 2829 to 3146 m. M/U cable clamp on every connection.
Difficulties to install clamps due to squared cable and changing dies on power tong on regular intervals.
Average speed: 6 joints/hr
dTimEnd: 2014-01-02T23:45:00+01:00
dTimStart: 2014-01-02T19:15:00+01:00
md: 3146
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held Toolbox Talk.
dTimEnd: 2014-01-03T00:00:00+01:00
dTimStart: 2014-01-02T23:45:00+01:00
md: 3146
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: