Daily Drilling Report
Well: NO 15/9-F-9
Report period: 2007-12-01T00:00:00+01:00 to 2007-12-02T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-09T00:00:00+01:00
dateDrillComplete: 2008-08-31
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-12-02T00:00:00+01:00
dTimDiaHoleStart: 2007-11-28T13:45:00+01:00
diaHole: 36
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 226
mdCsgLast: 220.8
mdDiaHoleStart: 150
mdPlanned: -999.99
mdPlugTop: 217
mdStrengthForm: 0
reportNo: 4
ropCurrent: -999.99
strengthForm: 0
sum24Hr: None
tightWell: 0
tvd: 226
tvdCsgLast: 220.8
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Broke out and racked back cement stand. Pumped 2 ea sponge balls at 2200 lpm to clean string.
dTimEnd: 2007-12-01T00:45:00+01:00
dTimStart: 2007-12-01T00:00:00+01:00
md: 219
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Broke out an set back running CART. Pulled 4 3/4" aluminium inner string using tugger, C-plate and clamps. Meanwhile made digiquartz measurement of conductor housing elevation with ROV. F-9 24 mm lower than F-7.

dTimEnd: 2007-12-01T03:30:00+01:00
dTimStart: 2007-12-01T00:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed hatches in wellhead module and removed barriers. Installed hatch in moonpool. Prepared for skidding to F-1. Meanwhile installed dummy stab in bank#4 with ROV.

****Operations transferred to 15/9-F-1****
dTimEnd: 2007-12-01T04:30:00+01:00
dTimStart: 2007-12-01T03:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: