Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1992-12-12T00:00:00+01:00 to 1992-12-13T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-18T00:00:00+02:00
dateDrillComplete: 1992-12-18
daysBehind: 41.1
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1992-12-13T00:00:00+01:00
dTimDiaHoleStart: 1992-12-12T19:30:00+01:00
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *WASH TO +/- 2414M.
*DISPLACE HOLE TO 1,50 SG NEW KCL MUD.
*SIDE TRACK HOLE.
*DRILL/SURVEY 12 1/4" HOLE.
hpht: 0
md: 2414
mdCsgLast: 1481.7
mdDiaHoleStart: 3353
mdKickoff: 562
mdPlanned: -999.99
mdStrengthForm: 1482
reportNo: 43
ropCurrent: -999.99
strengthForm: 1.73
sum24Hr: *CUT PIPE AT 2516M. POOH.
*MU BHA FOR SIDE TRACK, RIH TO 1266M, LOST RETURNS.
*WASHED FROM 1266M TO 1390M.
tightWell: 0
tvdCsgLast: 1268.5
tvdStrengthForm: 1270
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1992-12-12T21:30:00+01:00
density: 1.4
locationSample: Active pit
md: 3353
mudClass: water based
presBopRating: -999.99
pv: 33
type: KCL/PAC/PHPA
visFunnel: 73
yp: 13.5
Pore pressure:
dTim: 1992-12-13T00:00:00+01:00
equivalentMudWeight: 1.15
md: 2510
readingKind: estimated
dTim: 1992-12-13T00:00:00+01:00
equivalentMudWeight: 1.2
md: 2890
readingKind: estimated
Survey stations:
Activities:
comments: FOUND SHORT ON MONOCONDUCTOR EXTENSION CABLE.  CUT OFF DAMAGED CABLE AND RETERMINATED.
dTimEnd: 1992-12-12T02:00:00+01:00
dTimStart: 1992-12-12T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: fail
stateDetailActivity: stuck equipment
comments: RAN IN WITH FREE-POINT INDICATOR AND CCL.  CHECKED AND CALIBRATED TOOL AT 1400M, OK.  FOUND 5" DP TO BE FREE.  CHECKED INSIDE HWDP AT 2530 AND 2584M, POSSIBLY FREE.  POOH.
dTimEnd: 1992-12-12T05:30:00+01:00
dTimStart: 1992-12-12T02:00:00+01:00
md: 2584
phase: fixed
proprietaryCode: interruption -- fish
state: fail
stateDetailActivity: stuck equipment
comments: PREPARED TO RUN IN WITH JRC CUTTER AND CCL.
dTimEnd: 1992-12-12T06:00:00+01:00
dTimStart: 1992-12-12T05:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- fish
state: fail
stateDetailActivity: stuck equipment
comments: RAN IN WITH JRC CUTTER AND CCL.  DETONATED CUTTER AT 2516M, KEPT 50 T OVERPULL ON STRING.  POOH WITH WIRELINE.
dTimEnd: 1992-12-12T10:30:00+01:00
dTimStart: 1992-12-12T06:00:00+01:00
md: 2516
phase: fixed
proprietaryCode: interruption -- fish
state: fail
stateDetailActivity: stuck equipment
comments: PULLED PIPE FREE WITH 100 T OVERPULL. CIRCULATED BU.
dTimEnd: 1992-12-12T12:00:00+01:00
dTimStart: 1992-12-12T10:30:00+01:00
md: 2516
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: POOH.   MAX. BREAK-OUT TORQUE 80000 FTLBS.  LD STUFFING BOX AND CIRCULATION SUB.
dTimEnd: 1992-12-12T17:00:00+01:00
dTimStart: 1992-12-12T12:00:00+01:00
md: 2516
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: CHANGED BAILS AND ELEVATOR.
dTimEnd: 1992-12-12T17:30:00+01:00
dTimStart: 1992-12-12T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: SLIPPED AND CUT 32M DRILL LINE.
dTimEnd: 1992-12-12T19:00:00+01:00
dTimStart: 1992-12-12T17:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: CLEARED RIG FLOOR.  INSPECTED AND LUBRICATED TDS.
dTimEnd: 1992-12-12T19:30:00+01:00
dTimStart: 1992-12-12T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: MU BHA FOR SIDE TRACK.
dTimEnd: 1992-12-13T00:00:00+01:00
dTimStart: 1992-12-12T19:30:00+01:00
md: 80
phase: fixed
proprietaryCode: interruption -- sidetrack
state: ok
stateDetailActivity: success
Lithology and shows: