Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1992-09-20T00:00:00+02:00 to 1992-09-21T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-18T00:00:00+02:00
dateDrillComplete: 1992-12-18
daysBehind: 12.3
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1992-09-21T00:00:00+02:00
dTimDiaHoleStart: 1992-09-19T06:00:00+02:00
diaHole: 36
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: -RUN CTS ON 26" BHA.
-DRILL 26" HOLE TO 547 M.
hpht: 0
md: 547
mdCsgLast: 166
mdDiaHoleStart: 109
mdKickoff: 562
mdPlanned: -999.99
reportNo: 13
ropCurrent: -999.99
sum24Hr: None
tightWell: 0
waterDepth: 84
Drilling fluid:
dTim: 1992-09-20T06:00:00+02:00
density: 1.06
locationSample: Active pit
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: SEAWATER/BENT.
visFunnel: 100
yp: -999.99
dTim: 1992-09-20T00:00:00+02:00
density: 1.06
locationSample: Active pit
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: SEAWATER/BENT.
visFunnel: 100
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: PULLED RIG 25 M DIRECTION 110 DEG.
dTimEnd: 1992-09-20T01:00:00+02:00
dTimStart: 1992-09-20T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH WITH BHA AND CTS PUMP.OUT OFF WATER 03:00 HRS.
dTimEnd: 1992-09-20T03:00:00+02:00
dTimStart: 1992-09-20T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: SECURED CTS PUMP ON TROLLEY,OPENED CTS RAM,PULLED 34"/36" HOLEOPENER RACKED SAME IN DERRICK.
dTimEnd: 1992-09-20T04:30:00+02:00
dTimStart: 1992-09-20T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: PREPARED FOR RUNNING 30" CASING, PICKED UP SHOE AND CHECKED SAME.
dTimEnd: 1992-09-20T06:00:00+02:00
dTimStart: 1992-09-20T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RAN 30" CASING TO 91 M.
dTimEnd: 1992-09-20T12:30:00+02:00
dTimStart: 1992-09-20T06:00:00+02:00
md: 91
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POSITIONED RIG OVER TEMPLATE.
dTimEnd: 1992-09-20T13:00:00+02:00
dTimStart: 1992-09-20T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: STABBED 30" INTO PGB, LANDED 30" CASING. SHOE AT 166 M. CHECKED LOCKRING ENGAGED WITH 22 TON OVERPULL, OK.
dTimEnd: 1992-09-20T15:00:00+02:00
dTimStart: 1992-09-20T13:00:00+02:00
md: 166
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: HOOKED UP CEMENT HOSE.PRESSURE TESTED SURFACE LINES TO 100 BAR,OK. CIRCULATED 19 M3 WITH SEAWATER.STARTED TO MIX AND PUMP CEMENT.
dTimEnd: 1992-09-20T16:30:00+02:00
dTimStart: 1992-09-20T15:00:00+02:00
md: 166
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: LOST MIXWATER INTO SEA THROUGH TRIPTANK, FOUND ONE VALVE OPEN. CIRCULATED OUT CEMENT, MADE NEW LEAD MIXWATER IN PIT.
dTimEnd: 1992-09-20T18:00:00+02:00
dTimStart: 1992-09-20T16:30:00+02:00
md: 166
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: MIXED AND PUMPED 17,2 M3 1,56 SG LEAD SLURRY, FOLLOWED BY 15 M3 1,9 SG TAIL SLURRY, DISPLACED SAME WITH 4,6 M3 SEAWATER. FLOWCHECKED-OK.
dTimEnd: 1992-09-20T20:00:00+02:00
dTimStart: 1992-09-20T18:00:00+02:00
md: 166
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: B/U 30" RUNNING TOOL , TESTED SCR'S WHILE CLEANED PIPE. PULL STINGER ABOVE TEMPLATE.
dTimEnd: 1992-09-20T20:30:00+02:00
dTimStart: 1992-09-20T20:00:00+02:00
md: 104
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: PULLED RIG 25 M DIRECTION 110 DEG.
dTimEnd: 1992-09-20T21:00:00+02:00
dTimStart: 1992-09-20T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: POOH, L/D 30" RUNNING TOOL.
dTimEnd: 1992-09-20T22:00:00+02:00
dTimStart: 1992-09-20T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: DISCONNECTED CTS EXTENSION PIPE FOR 36" HOLE.
dTimEnd: 1992-09-21T00:00:00+02:00
dTimStart: 1992-09-20T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
Lithology and shows: