Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1992-11-26T00:00:00+01:00 to 1992-11-27T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-18T00:00:00+02:00
dateDrillComplete: 1992-12-18
daysBehind: 25.1
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1992-11-27T00:00:00+01:00
dTimDiaHoleStart: 1992-11-22T15:00:00+01:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *CONT. RUNNING CASING. MAKE UP CASING HANGER.
*LAND CASING.
*CEMENT AND TEST CASING.
*SET AND TEST PACK-OFF. POOH W/SINGLE-TRIP TOOL.
*WASH WELLHEAD. RUN WEAR BUSHING. TEST BOP
*LD 17 1/2" BHA.
hpht: 0
md: 1490
mdCsgLast: 531
mdDiaHoleStart: 552
mdKickoff: 562
mdPlanned: -999.99
mdStrengthForm: 531
reportNo: 27
ropCurrent: -999.99
strengthForm: 1.62
sum24Hr: *WASHED WELLHEAD AND RETRIEVED WEAR BUSHING.
*PREPARED FOR RUNNING CASING.
*RAN 13 3/8" CASING TO 1275M.
tightWell: 0
tvd: 1273
tvdStrengthForm: 531
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1992-11-26T21:30:00+01:00
density: 1.22
locationSample: Active pit
md: 1490
mudClass: water based
presBopRating: -999.99
pv: 23
type: KCL/PAC/PHPA
visFunnel: 60
yp: 11.5
Pore pressure:
dTim: 1992-11-27T00:00:00+01:00
equivalentMudWeight: 1.04
md: 1490
readingKind: estimated
Survey stations:
Activities:
comments: CONTINUED MAKING UP CEMENT HEAD. RACKED BACK HEAD IN DERRICK.
dTimEnd: 1992-11-26T00:30:00+01:00
dTimStart: 1992-11-26T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: MADE UP WIPER PLUGS, CASING HANGER AND SEAL ASSEMBLY TO SINGLE TRIP TOOL.  RACKED ASSEMBLY IN DERRICK.
dTimEnd: 1992-11-26T03:30:00+01:00
dTimStart: 1992-11-26T00:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: MADE UP JET SUB. RAN IN HOLE AND WASHED WELLHEAD.
dTimEnd: 1992-11-26T04:30:00+01:00
dTimStart: 1992-11-26T03:30:00+01:00
md: 108
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: MADE UP SPRING LOADED TOOL. RAN IN HOLE AND RETRIEVED 18 3/4" NOMINAL BORE PROTECTOR WITH 3 TONS OVERPULL. LAID DOWN BORE PROTECTOR AND TOOL. FLUSHED KILL AND CHOKE LINES. WASHED WELLHEAD ON WAY OUT.
dTimEnd: 1992-11-26T06:00:00+01:00
dTimStart: 1992-11-26T04:30:00+01:00
md: 221
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: WASHED WELLHEAD, BOP AND RISER. LAID DOWN JET SUB.
dTimEnd: 1992-11-26T08:00:00+01:00
dTimStart: 1992-11-26T06:00:00+01:00
md: 110
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: REMOVED STUCK DRIFT FROM PLUG LAUNCHER IN CASING HANGER JOINT.
dTimEnd: 1992-11-26T09:30:00+01:00
dTimStart: 1992-11-26T08:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: fail
stateDetailActivity: operation failed
comments: INSTALLED CASING STABBING BOARD. RIGGED UP TO RUN CASING.
dTimEnd: 1992-11-26T11:30:00+01:00
dTimStart: 1992-11-26T09:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: MADE UP TAM PACKER AND 5" PUP TO TDS.
dTimEnd: 1992-11-26T12:30:00+01:00
dTimStart: 1992-11-26T11:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RAN SHOE JOINT, 1 CASING JOINT AND FLOAT JOINT AFTER HAVING CHECKED FLOATS.  THREAD LOCKED SHOE JOINT AND FLOAT JOINT TO INTERMEDIATE JOINT.  RAN 13 3/8" CASING TO 517M.  FILLED CASING WITH 1,20 SG WHEN RUNNING IN HOLE.
dTimEnd: 1992-11-26T20:30:00+01:00
dTimStart: 1992-11-26T12:30:00+01:00
md: 517
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: CIRCULATED BOTTOM UP AND CLEAN HOLE.
dTimEnd: 1992-11-26T21:30:00+01:00
dTimStart: 1992-11-26T20:30:00+01:00
md: 517
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: CHANGED TO 500 TON ELEVATOR AND SPIDER.
dTimEnd: 1992-11-26T22:00:00+01:00
dTimStart: 1992-11-26T21:30:00+01:00
md: 517
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: CONTINUED RUNNING 13 3/8" CASING TO 739M.
dTimEnd: 1992-11-27T00:00:00+01:00
dTimStart: 1992-11-26T22:00:00+01:00
md: 739
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: