Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-05-06T00:00:00+02:00 to 2013-05-07T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
daysBehind: 6.7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-05-07T00:00:00+02:00
dTimDiaHoleStart: 2013-04-28T07:00:00+02:00
diaHole: 8.5
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Perform VSP.
Run guro for final TD survey.
Pull out of hole with 8 1/2" bottom hole assembly.
Lay down 8 1/2" bottom hole assembly.
Run in hole with 3 1/2" x 5 1/2" drill pipe.

hpht: 0
md: 4562.1
mdCsgLast: 2570.7
mdDiaHoleStart: 2577
mdPlanned: -999.99
mdStrengthForm: 2574
presTestType: formation integrity test
reportNo: 62
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Laid down 8 1/2" bottom hole assembly.
Picked up and made up new 8 1/2" bottom hole assembly for VSP.
Ran in hole with 8 1/2" bottom hole assembly to 4562m MD and tagged TD with 5 MT.
Circulated bottoms up and performed prejob meeting prior to run wireline run #1 (VSP).
tightWell: 0
tvd: 3398.2
tvdCsgLast: 2442
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-05-06T11:00:00+02:00
density: 1.32
locationSample: Active pit
md: 4562
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
dTim: 2013-05-06T20:00:00+02:00
density: 1.32
locationSample: Active pit
md: 4562
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11.5
Pore pressure:
dTim: 2013-05-07T00:00:00+02:00
equivalentMudWeight: .78
md: 2600
readingKind: estimated
dTim: 2013-05-07T00:00:00+02:00
equivalentMudWeight: 1.29
md: 4146
readingKind: estimated
dTim: 2013-05-07T00:00:00+02:00
equivalentMudWeight: 1.09
md: 4562
readingKind: estimated
Survey stations:
Activities:
comments: Pulled out of hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 1911m MD to 229m MD.
dTimEnd: 2013-05-06T02:30:00+02:00
dTimStart: 2013-05-06T00:00:00+02:00
md: 229
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed flowcheck for 15 minutes prior to pull 8 1/2" bottom hole assembly through BOP - well static.
dTimEnd: 2013-05-06T02:45:00+02:00
dTimStart: 2013-05-06T02:30:00+02:00
md: 229
phase: fixed
proprietaryCode: drilling -- pressure detection
state: ok
stateDetailActivity: success
comments: Laid down 8 1/2" bottom hole assembly from 229m MD to deck.
dTimEnd: 2013-05-06T08:15:00+02:00
dTimStart: 2013-05-06T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and tidied rig floor.
dTimEnd: 2013-05-06T08:45:00+02:00
dTimStart: 2013-05-06T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed prejob meeting prior to making up 8 1/2" bottom hole assembly for VSP.
dTimEnd: 2013-05-06T09:00:00+02:00
dTimStart: 2013-05-06T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Made up 8 1/2" bottom hole assembly for VSP.
dTimEnd: 2013-05-06T10:15:00+02:00
dTimStart: 2013-05-06T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Ran in hole with 8 1/2" bottom hole assembly to 413m MD.
dTimEnd: 2013-05-06T11:45:00+02:00
dTimStart: 2013-05-06T10:15:00+02:00
md: 413
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up and made up 6m pup joint.
dTimEnd: 2013-05-06T12:00:00+02:00
dTimStart: 2013-05-06T11:45:00+02:00
md: 413
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Ran in hole with 8 1/2" bottom hole assembly from 413m to 816m MD.
dTimEnd: 2013-05-06T13:00:00+02:00
dTimStart: 2013-05-06T12:00:00+02:00
md: 816
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Engaged top drive and filled pipe. Installed PS21 slips. Broke off top drive.
dTimEnd: 2013-05-06T14:00:00+02:00
dTimStart: 2013-05-06T13:00:00+02:00
md: 816
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Ran in hole with 8 1/2" bottom hole assembly from 816m to 1624m MD.
dTimEnd: 2013-05-06T15:00:00+02:00
dTimStart: 2013-05-06T14:00:00+02:00
md: 1624
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Engaged top drive and filled pipe. Emptied trip tank and broke off top drive.
dTimEnd: 2013-05-06T15:45:00+02:00
dTimStart: 2013-05-06T15:00:00+02:00
md: 1624
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Ran in hole with 8 1/2" bottom hole assembly from 1624m to 2548m MD.
dTimEnd: 2013-05-06T17:00:00+02:00
dTimStart: 2013-05-06T15:45:00+02:00
md: 2548
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Engaged top drive and broke circulation with 2300 lpm and 88 bar.

Meanwhile: Performed prejob meeting prior to rig up wireline sheaves in derrick. Rigged up wireline sheaves in derrick.
dTimEnd: 2013-05-06T19:00:00+02:00
dTimStart: 2013-05-06T17:00:00+02:00
md: 2548
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Ran in hole with 8 1/2" bottom hole assembly from 2548m to 3436m MD.
dTimEnd: 2013-05-06T20:30:00+02:00
dTimStart: 2013-05-06T19:00:00+02:00
md: 3436
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Engaged top drive and filled pipe. Emptied trip tank.
dTimEnd: 2013-05-06T20:45:00+02:00
dTimStart: 2013-05-06T20:30:00+02:00
md: 3436
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Ran in hole with 8 1/2" bottom hole assembly from 3436m to 4528m MD.
dTimEnd: 2013-05-06T22:45:00+02:00
dTimStart: 2013-05-06T20:45:00+02:00
md: 4528
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Engaged top drive. Pumped down last stand with 500 lpm and 30 bar. Tagged bottom with 5 MT.
dTimEnd: 2013-05-06T23:15:00+02:00
dTimStart: 2013-05-06T22:45:00+02:00
md: 4562
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Staged up pumps to 2300 lpm and 154 bar. Circulated bottoms up with 60 rpm.
dTimEnd: 2013-05-07T00:00:00+02:00
dTimStart: 2013-05-06T23:15:00+02:00
md: 4562
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
Lithology and shows: