Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2007-09-07T00:00:00+02:00 to 2007-09-08T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-09-08T00:00:00+02:00
dTimDiaHoleStart: 2007-08-30T23:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Test MS-seal. POOH with PADPRT tool. Test well and seal stinger. Run 10 3/4" lock down sub. Drift well. Pick up GT plug.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdPlugTop: 3480
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 87
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: None
tightWell: 0
tvd: 2106.6
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2007-09-07T20:00:00+02:00
density: 1.01
locationSample: Active pit
md: 3520
mudClass: water based
presBopRating: 690
pv: -999.99
type: Seawater
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: RIH with 9 5/8" tie-back casing from 374 m to 798 m MD. Washed pin ends and applied contingency dope as required. Average running speed 6 jnts/hr.
dTimEnd: 2007-09-07T06:00:00+02:00
dTimStart: 2007-09-07T00:00:00+02:00
md: 798
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Changed to 10 3/4" BX3 elevator. Picked up and made up 9 5/8" x 10 3/4" x-over.
dTimEnd: 2007-09-07T06:45:00+02:00
dTimStart: 2007-09-07T06:00:00+02:00
md: 796
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Held toolbox talk. Removed PS-21 slips and changed to 10 3/4" inserts, put slips back in rotary.  Repositioned rollers on HTS. Adjusted PDM head.
dTimEnd: 2007-09-07T07:30:00+02:00
dTimStart: 2007-09-07T06:45:00+02:00
md: 796
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Held toolbox meeting prior to running 10 3/4" tie-back casing. Ran 10 3/4" casing from 796 m to 1505 m MD. Average running speed 8 jnts/hr. Experienced problems with HTS conveyer belt.
dTimEnd: 2007-09-07T14:45:00+02:00
dTimStart: 2007-09-07T07:30:00+02:00
md: 1505
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Repaired conveyer belt.
dTimEnd: 2007-09-07T16:30:00+02:00
dTimStart: 2007-09-07T14:45:00+02:00
md: 1505
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued to run 10 3/4" tie-back casing. Average running speed 10 jnts/hr. Monkey arm on HTS jammed in upper position.
dTimEnd: 2007-09-07T20:00:00+02:00
dTimStart: 2007-09-07T16:30:00+02:00
md: 1920
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: Mærsk ET techican fixed problem on software.
dTimEnd: 2007-09-07T20:30:00+02:00
dTimStart: 2007-09-07T20:00:00+02:00
md: 1920
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued to run 10 3/4" tie-back casing from 1920 m to 2253 m MD.
dTimEnd: 2007-09-08T00:00:00+02:00
dTimStart: 2007-09-07T20:30:00+02:00
md: 2253
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
Lithology and shows: