Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-01-19T00:00:00+01:00 to 1993-01-20T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 79.1
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-01-20T00:00:00+01:00
dTimDiaHoleStart: 1992-12-18T12:00:00+01:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: DRILL CMT IN 9 5/8" CASING
CIRC HOLE CLEAN
hpht: 0
md: 3580
mdCsgLast: 1481.7
mdDiaHoleStart: 1493
mdPlanned: -999.99
mdStrengthForm: 1482
reportNo: 81
ropCurrent: -999.99
strengthForm: 1.73
sum24Hr: PRESS TESTED K/C LINES
DISPLACED RISER TO PETROFREE MUD
RETRIEVED WB
RUN SEAL ASSY
PRESS TESTED BOP, PROBLEMS WITH FAILSAFE VALVES
RUN WB
RIH WITH 8 1/2" BIT TO DRILL CMT
DRILLED PLUG AND CMT FROM 2502 TO 2510 M
tightWell: 0
tvd: 2405.8
tvdStrengthForm: 1270
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-01-19T18:00:00+01:00
density: 1.54
locationSample: Active pit
md: -999.99
mudClass: oil based
presBopRating: -999.99
pv: 44
type: PETROFREE
visFunnel: 190
yp: 8
Pore pressure:
Survey stations:
Activities:
comments: RELEASED DIVERTER AND PREPERED TO LAND LMRP.
dTimEnd: 1993-01-19T01:30:00+01:00
dTimStart: 1993-01-19T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: BALLASTED RIG TO DRILLING DRAFT
dTimEnd: 1993-01-19T03:00:00+01:00
dTimStart: 1993-01-19T01:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: RI AND LANDED LMRP, PULLTESTED WITH 25 MT. INSTALLED DIVERTER ELEMENT AND L/D HANDLING TOOLS
dTimEnd: 1993-01-19T06:00:00+01:00
dTimStart: 1993-01-19T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: PRESS TESTED BOP KILL AND CHOKE STABS.345 BAR/10 MIN
dTimEnd: 1993-01-19T07:00:00+01:00
dTimStart: 1993-01-19T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: DISPLACED RISER TO 1,55 SG PETROFREE MUD
dTimEnd: 1993-01-19T08:30:00+01:00
dTimStart: 1993-01-19T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RETRIEVED WEAR BUSHING
dTimEnd: 1993-01-19T10:00:00+01:00
dTimStart: 1993-01-19T08:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U CEMENT CLEANOUT TOOL AND RIH. WASHED WELLHEAD AND POOH
dTimEnd: 1993-01-19T11:30:00+01:00
dTimStart: 1993-01-19T10:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U SEAL ASSY, RIH AND INSTALLED IN WH. PRESS TESTED SEAL ASSY TO 345 BAR
dTimEnd: 1993-01-19T13:00:00+01:00
dTimStart: 1993-01-19T11:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: PRESS TESTED BOP ON BLUE POD
dTimEnd: 1993-01-19T15:30:00+01:00
dTimStart: 1993-01-19T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: ATTEMPTED TO OPERATE FAILSAFE - NEG. SEARCED FOR MALFUNCTION AND FOUND BOOSTER BOTTLES ON BOP NOT CHARGED. OPENED ACCUMULATOR ISOLATOR AND CONTINUED PRESS TESTING BOP.
dTimEnd: 1993-01-19T16:30:00+01:00
dTimStart: 1993-01-19T15:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: operation failed
comments: PRESS TESTED BOP. FUNCTION TESTED ACOUSTIC SYSTEM.
dTimEnd: 1993-01-19T18:30:00+01:00
dTimStart: 1993-01-19T16:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: PULLED OUT BOP TEST TOOL
dTimEnd: 1993-01-19T19:00:00+01:00
dTimStart: 1993-01-19T18:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: PRESS TESTED SHEAR RAM 345 BAR.
dTimEnd: 1993-01-19T20:00:00+01:00
dTimStart: 1993-01-19T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: RUN AND INSTALLED WEAR BUSHING
dTimEnd: 1993-01-19T21:00:00+01:00
dTimStart: 1993-01-19T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: SERVICE-BROKE TAM-PACKER, L/D ON DECK
dTimEnd: 1993-01-19T21:30:00+01:00
dTimStart: 1993-01-19T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: M/U 8 1/2" BIT, BHA AND RIH TO DRILL CMT IN 9 5/8" CASING BROKE CIRC EVERY 500 M
dTimEnd: 1993-01-20T00:00:00+01:00
dTimStart: 1993-01-19T21:30:00+01:00
md: 170
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: