Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2016-07-09T00:00:00+02:00 to 2016-07-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
daysBehind: .6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-10T00:00:00+02:00
dTimDiaHoleStart: 2016-07-08T11:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Bullhead sea water in the well
- Bullhead cement plug through tubing
- Test cement plug and DHSV
- Instal BPV plug for drop protection
hpht: 0
md: -999.99
mdCsgLast: 4683.6
mdDiaHoleStart: 3500
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
sum24Hr: - Finished work on annular BOP adaptor ring
- Riged up cement spool on top of XT
- Built scaffolding in moonpool
- Pressure tested cement head manifold

tightWell: 0
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued working to replace adapter ring on annular BP. Found hard cement around annular BOP. 
Meanwhile worked on replacing slew motor on aft PRS. Pressure tested bleed of manifold on XT deck 20bar/5 min, 345bar/10 min. Connected hose and filled A-annulus and B-annulus with water.
dTimEnd: 2016-07-09T02:00:00+02:00
dTimStart: 2016-07-09T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued working on BOP and PRS. Errected scaffolding above choke manifold. Worked to connect hydraulic pump to locally control DHSV and HMV
dTimEnd: 2016-07-09T03:30:00+02:00
dTimStart: 2016-07-09T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued working on BOP adaptor ring. Test run PRS. Carried out TBT for pressure testing rig floor manifolds. Worked to pressure test rig floor manifolds. Prepared rig floor to lay out 7in tbg from the derrick
dTimEnd: 2016-07-09T05:30:00+02:00
dTimStart: 2016-07-09T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Attempted to instal adaptor ring, not able to land out all the way, 3.5cm short. Pulled adaptor ring. Started to lay out 7in tbg from the derrick. Worked to pressure test rig floor manifolds
dTimEnd: 2016-07-09T08:30:00+02:00
dTimStart: 2016-07-09T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rig power system shutdown due to turbine issues
dTimEnd: 2016-07-09T10:15:00+02:00
dTimStart: 2016-07-09T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Installed adaptor ring, installed annular BOP. Worked to lay out 7in tbg from the derrick, worked to pressure test rig floor manifolds. Cleaned and cleared BOP after re-building annular. Alarm went on on primary cooling pump for cabinets (cement unit equipment). Inspected cooling pump, confirmed leak, switched cabinets cooling system to backup.
dTimEnd: 2016-07-09T14:00:00+02:00
dTimStart: 2016-07-09T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: TBT to remove hatch on F-15 and instal half-moon hatch
dTimEnd: 2016-07-09T14:15:00+02:00
dTimStart: 2016-07-09T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered down 2x half-moon hatches from moon. Removed hatch on F-15 and lifted hatch up into moon pull. Installed half-moon hatches over well F-15. Double secured lifts.
dTimEnd: 2016-07-09T16:30:00+02:00
dTimStart: 2016-07-09T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: TBT for handling and preparing cement spool
dTimEnd: 2016-07-09T17:00:00+02:00
dTimStart: 2016-07-09T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted up cement spool and shifted load from 35t cranes to 2x 6t rig floor tuggers. Double secured lifts
dTimEnd: 2016-07-09T18:00:00+02:00
dTimStart: 2016-07-09T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered down cement spool onto XMT and M/U same using BX156 seal ring
dTimEnd: 2016-07-09T19:00:00+02:00
dTimStart: 2016-07-09T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed hole covers and tarpoulin in moonpool. Performed TBT w/ scaffolders. Built scaffolding around cement spool. Meanwhile worked on housekeeping in moonpool and carried out TBT for pressure test cement spool
dTimEnd: 2016-07-09T21:30:00+02:00
dTimStart: 2016-07-09T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lined up and flushed from cement unit to cement spool. Pressure tested cement spool to 20/345 bar for 5/10min. Good test.
dTimEnd: 2016-07-09T23:00:00+02:00
dTimStart: 2016-07-09T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting before bulheading operation. Meanwhile started greasing XT valves
dTimEnd: 2016-07-09T23:30:00+02:00
dTimStart: 2016-07-09T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Confirmed line up from mud pumps, meanwhile continued greasing valves and added surfactant into wash pill
dTimEnd: 2016-07-10T00:00:00+02:00
dTimStart: 2016-07-09T23:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: