Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-10-29T00:00:00+01:00 to 2013-10-30T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 7.9
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-30T00:00:00+01:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run drilling riser to above sea level.
Wait on weather.
hpht: 0
md: 2637
mdCsgLast: 2914.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 71
ropCurrent: -999.99
sum24Hr: Retrieved production riser.
Installed drilling riser guide funnel.
Ran drilling riser.
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-29T22:00:00+01:00
density: 1.21
locationSample: Active pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
dTim: 2013-10-29T15:00:00+01:00
density: 1.21
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 28
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 6
dTim: 2013-10-29T10:00:00+01:00
density: 1.21
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 30
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8.5
Pore pressure:
Survey stations:
Activities:
comments: Ran 10 tons and 6 tons guide wires and attached same with ROV.
dTimEnd: 2013-10-29T00:30:00+01:00
dTimStart: 2013-10-29T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Set down 15 tons on tie back connector and launched hot-stab connector on guide wires. ROV removed dummy hot-stab connector. Flushed through hot stab connector and installed same with ROV.
dTimEnd: 2013-10-29T01:45:00+01:00
dTimStart: 2013-10-29T00:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to unlatching and pulling production riser.
dTimEnd: 2013-10-29T02:00:00+01:00
dTimStart: 2013-10-29T01:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pressured up hot stab connection to 3000 psi. Unlatched tieback connector and picked up riser off the wellhead. No overpull observed. Retrieved hot-stab with ROV and re-installed dummy hot-stab.
dTimEnd: 2013-10-29T02:15:00+01:00
dTimStart: 2013-10-29T02:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled production riser on 5 1/2" DP and set multi-bowl running tool in slips. R/B stand of 5 1/2" DP, removed bushings and pulled production riser to first connection in rotary.
dTimEnd: 2013-10-29T03:15:00+01:00
dTimStart: 2013-10-29T02:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to installing riser spider.
dTimEnd: 2013-10-29T03:30:00+01:00
dTimStart: 2013-10-29T03:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed riser spider in rotary. Installed hydraulic hoses and function tested spider.
dTimEnd: 2013-10-29T05:00:00+01:00
dTimStart: 2013-10-29T03:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up riser until flange above spider and closed dogs. Landed off tension joint and disconnected flange.
dTimEnd: 2013-10-29T07:00:00+01:00
dTimStart: 2013-10-29T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to laying out production riser.
dTimEnd: 2013-10-29T07:15:00+01:00
dTimStart: 2013-10-29T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Laid down tension joint to cantilever.
dTimEnd: 2013-10-29T07:45:00+01:00
dTimStart: 2013-10-29T07:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed lifting sub on upper pup joint.
Picked up upper pup joint and retracted TDS.
Installed lifting sub on splash zone joint #4 (double).
Laid down upper pup joint to cantilever.
dTimEnd: 2013-10-29T09:15:00+01:00
dTimStart: 2013-10-29T07:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up splash zone joint #4 and removed fairings.
Removed mussels etc. around flanges and bolts.
Broke out connection, picked up and retracted TDS.
Installed lifting sub on double #3 / #2.
Laid down splash zone joint #4 to cantilever.
dTimEnd: 2013-10-29T11:30:00+01:00
dTimStart: 2013-10-29T09:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up double #3 / #2 and removed fairings.
Removed mussels etc. around flanges and bolts.
Broke out connection, picked up and retracted TDS.
Installed lifting sub on joint #1 and lower pup joint (double).
Laid down double #3 / #2 to cantilever.
dTimEnd: 2013-10-29T13:30:00+01:00
dTimStart: 2013-10-29T11:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Released guide wires from production riser and disconnected from template using ROV.
Production shut in all wells according to SIMOPS.
dTimEnd: 2013-10-29T14:45:00+01:00
dTimStart: 2013-10-29T13:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up joint #1 and lower pop joint and removed fairings.
Removed mussels etc. around flanges and bolts.
Laid down joint #1 and lower pop joint to cantilever.
dTimEnd: 2013-10-29T16:30:00+01:00
dTimStart: 2013-10-29T14:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to picking up and run drilling riser.
dTimEnd: 2013-10-29T16:45:00+01:00
dTimStart: 2013-10-29T16:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared Tie Back Connector / stress joint assembly on cantilever, removed lifting sub and re-slung joints.
Meanwhile prepared tuggers to run guide funnel.
dTimEnd: 2013-10-29T19:00:00+01:00
dTimStart: 2013-10-29T16:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with oncoming crew.
Installed lift sub on stress joint.
dTimEnd: 2013-10-29T19:15:00+01:00
dTimStart: 2013-10-29T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up TBC / stress joint assembly and ran through rotary, landed same in spider.
dTimEnd: 2013-10-29T21:00:00+01:00
dTimStart: 2013-10-29T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Function tested TBC on drill floor.
Meanwhile installed guide funnel.
dTimEnd: 2013-10-29T23:00:00+01:00
dTimStart: 2013-10-29T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up lower riser pup joint.
dTimEnd: 2013-10-30T00:00:00+01:00
dTimStart: 2013-10-29T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: