Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-08-25T00:00:00+02:00 to 2008-08-26T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-26T00:00:00+02:00
dTimDiaHoleStart: 2008-08-23T22:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue RD WL equipment. Test XMT tree cap and KWV to 35/380 bar for 5/10 min. Hand over well to production. Continue operation on F-9.
hpht: 0
md: 3792
mdCsgLast: 3790.1
mdDiaHoleStart: 3792
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 56
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: LD guns. RIH and perforate run #3. POOH. Spotted 3 m3 100% MEG on top of DHSV. Inflow tested A-annulus gate valve to 380-5 bar for 30 min. RD WL lubricator, risers and BOP's.
tightWell: 0
tvd: 3247
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-08-25T16:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 3792
mudClass: other
presBopRating: 345
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: RIH with 4.5" TCP guns on 7/16" electric line from 250 to 3731 m MD. Up weight 25000 kg / Running weight 1550 kg.
dTimEnd: 2008-08-25T02:45:00+02:00
dTimStart: 2008-08-25T00:00:00+02:00
md: 3730
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Bled 52 bar WHP down to 2 bar through closed drain. Correlated guns to shooting depth using CCL. Hanging weight 2500 kg. Fired guns and perforated interval #2 from 3682.0 m to 3700.5 m MD. Positiv confirmation that guns had fired, tension dropped 50 kg and WHP dropped to 0.5 bar.
dTimEnd: 2008-08-25T03:45:00+02:00
dTimStart: 2008-08-25T02:45:00+02:00
md: 3730
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH with 4.5" TCP perforation guns from 3680 m to OOH. Powered down logging unit at 70 m below seabed. Made PA announcement and pulled cable head into tool catcher. Closed SV to verify BHA OOH. Closed HMV. Observed no WHP. Opened bleed to closed drain as a precaution. Opened needle valve and confirmed that lubricator was empty and that the well was on vacuum.

dTimEnd: 2008-08-25T06:00:00+02:00
dTimStart: 2008-08-25T03:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Broke lubricator at in-situ sub. BO and LD guns using sertified lifting sub. Observed that all shots had fired.
dTimEnd: 2008-08-25T08:15:00+02:00
dTimStart: 2008-08-25T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Perforation run #3: Megged and inspected cable. Built and tested new cable head. Checked CCL on rig floor. Shut down power to Schlumberger unit according to procedure before MU perforation
dTimEnd: 2008-08-25T09:45:00+02:00
dTimStart: 2008-08-25T08:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: PU gun sections from cantiliver onto HTS. Lifted guns into riser using fwd PRS. MU firing head and CAL-B to gun hung off in riser and armed gun. PU toolstring and lifted into toolcatcher. Connected and hung off orientation weight and second gun sections in C-plate. Connected upper toolstring to guns hanging in toolcatcher. PU tension on toolstring and took off C-plate.
dTimEnd: 2008-08-25T11:45:00+02:00
dTimStart: 2008-08-25T09:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Connected lubricator and filled with MEG. Tested in-situ sub to 30/200 bar for 5/10 min with Seawell test pump. Ok. Opened HMV and observed 0 WHP. Verified TRSCSSV was open. Opened SV. RIH with 4.5" guns to 70 m below seabed and powered up logging unit.
dTimEnd: 2008-08-25T13:15:00+02:00
dTimStart: 2008-08-25T11:45:00+02:00
md: 250
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RIH with 4.5" TCP guns on 7/16" electric line from 250 to 3730 m MD. Up weight 2500 kg / Running weight 1550 kg.
dTimEnd: 2008-08-25T16:15:00+02:00
dTimStart: 2008-08-25T13:15:00+02:00
md: 3730
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Confirmed no WHP. Correlated guns to shooting depth using CCL. Hanging weight 2500 kg. Fired guns and perforated interval #3 from 3651.5 m to 3670.0 m MD. Positiv confirmation that guns had fired, tension dropped 50 kg.
dTimEnd: 2008-08-25T17:15:00+02:00
dTimStart: 2008-08-25T16:15:00+02:00
md: 3730
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH with 4.5" TCP perforation guns from 3650 m to OOH. Powered down logging unit at 70 m below seabed. Made PA announcement and pulled cable head into tool catcher. Closed SV to verify BHA OOH. Closed HMV. Observed no WHP. Opened bleed to closed drain as a precaution. Opened needle valve and confirmed that lubricator was empty and that the well was on vacuum.
dTimEnd: 2008-08-25T20:00:00+02:00
dTimStart: 2008-08-25T17:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Opened HMV and observed 0 WHP. Verified TRSCSSV was open. Opened KWV. Pumped /bullheaded 3 m3 100% MEG at 100 lpm and 4-5 bar into well with cmt pump to provide cusion above closed TRSCSSV. Displaced MEG to above TRSCSSV by chasing it with 6.6 m3 packer fluid at 160 lpm and 5-6 bar. Pumped 1.2 m3 100% MEG to fill XMT body. 

dTimEnd: 2008-08-25T22:15:00+02:00
dTimStart: 2008-08-25T20:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Closed TRSCSSV and HMV. Leak tested XMT cross to 130 bar / 10 min against closed HMV. Dropped 2.0 bar / 10 min (1.5 %). Bled off pressure to zero bar. Closed KWV.
dTimEnd: 2008-08-25T23:00:00+02:00
dTimStart: 2008-08-25T22:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Broke lubricator at in-situ sub. BO and LD guns using certified lifting sub. Observed that all shots had been fired
dTimEnd: 2008-08-26T00:00:00+02:00
dTimStart: 2008-08-25T23:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: