Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-07-03T00:00:00+02:00 to 2016-07-04T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: 2
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-04T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - WOC
- RIH w/ cutting BHA, tag cement plug, cut 13 3/8 csg, POOH
- RIH w/ 13 3/8 EZSV, set EZSV, POOH
- RIH w/ perforating BHA, perforate 13 3/8csg below the csg hanger
hpht: 0
md: -999.99
mdCsgLast: 2507.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 19
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Finished pulling 9 5/8 csg
- RIH and set 13 3/8 EZSV, placed cement plug on top of EZSV
- POOH, waited for cement to set up
tightWell: 0
tvdCsgLast: 2445.8
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: POOH w/ 9 5/8 csg from 1290 m to 3
0m. Pulling @ average 12,7 joints/h, maximum @ 15 joints/h
dTimEnd: 2016-07-03T07:30:00+02:00
dTimStart: 2016-07-03T00:00:00+02:00
md: 30
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed weekly fire drill. Kick drill 42 sec to secure the well.
dTimEnd: 2016-07-03T07:45:00+02:00
dTimStart: 2016-07-03T07:30:00+02:00
md: 30
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Pulled from 30m to surface the remaining joints. No fish observed on the last joint
dTimEnd: 2016-07-03T08:00:00+02:00
dTimStart: 2016-07-03T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting for rigging down csg pulling equipment
dTimEnd: 2016-07-03T08:15:00+02:00
dTimStart: 2016-07-03T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: R/D csg pulling equipment
dTimEnd: 2016-07-03T10:15:00+02:00
dTimStart: 2016-07-03T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Cleaned rig floor

dTimEnd: 2016-07-03T10:45:00+02:00
dTimStart: 2016-07-03T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting before P/U 13 3/8 EZSV plug
dTimEnd: 2016-07-03T11:00:00+02:00
dTimStart: 2016-07-03T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U the EZSV running tool, installed EZSV plug and loaded centralizer springs
dTimEnd: 2016-07-03T11:45:00+02:00
dTimStart: 2016-07-03T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Changed master bushing to PS21
dTimEnd: 2016-07-03T12:00:00+02:00
dTimStart: 2016-07-03T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ EZSV BHA from surface to 2338 @ 2min/std
dTimEnd: 2016-07-03T17:00:00+02:00
dTimStart: 2016-07-03T12:00:00+02:00
md: 2338
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Took parameters: PU weight 144t,SO weight 130t. Broke circulation @800lpm, 9,2 bar. Washed setting area between 2337m to 2343m
dTimEnd: 2016-07-03T17:30:00+02:00
dTimStart: 2016-07-03T17:00:00+02:00
md: 2338
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Set EZSV plug @ 2340m. 10rpm, 37 CW turns, P/U to 154t, held. P/U to 164t, held. Pin sheared@ 28t overpull
dTimEnd: 2016-07-03T18:00:00+02:00
dTimStart: 2016-07-03T17:30:00+02:00
md: 2340
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: P/U to 2337m, circulated @ 2600lpm, 38bar. Increased in steps to 3500lpm, 60bar. H2S on shaker 103ppm in mud and 2ppm in air. Meanwhile M/U pump-in sub assembly for cement job
dTimEnd: 2016-07-03T19:00:00+02:00
dTimStart: 2016-07-03T18:00:00+02:00
md: 2340
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Continued to circulate 2 BU @ 3500lpm, 65bar, 30rpm, 2-5kNm. Circulated until H2S level is down to 0. Meanwhile performed TBT for cementing operation and pressure tested cement line to 100bar
dTimEnd: 2016-07-03T21:00:00+02:00
dTimStart: 2016-07-03T19:00:00+02:00
md: 2337
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: R/B stand, P/U pumping sub assembly, M/U TDS
dTimEnd: 2016-07-03T21:30:00+02:00
dTimStart: 2016-07-03T21:00:00+02:00
md: 2337
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed cementing hose, lined up cementing line. Pressure tested connection between pumping sub and LTV. Observed leak on LTV.
dTimEnd: 2016-07-03T22:00:00+02:00
dTimStart: 2016-07-03T21:30:00+02:00
md: 2337
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Changed out LTV, re-tested cementing line up to 100bar. Good test
dTimEnd: 2016-07-03T22:15:00+02:00
dTimStart: 2016-07-03T22:00:00+02:00
md: 2337
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Placed balanced cement plug (2340 m - 2137 m ): Pumped 20 m3 of wash pill spacer, 2500 l/min/ 33 bar. Mixed and pumped 19,3 m3 of 1,9 SG cement slurry, 600-800 l/min. Displaced the cement to the rig floor with 1000 l of drill water. Zeroed volume counters. Displaced the cement with 22 m3 of sea water, 2700 l/min. Broke and L/D pump in sub assembly.
dTimEnd: 2016-07-04T00:00:00+02:00
dTimStart: 2016-07-03T22:15:00+02:00
md: 2337
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
Lithology and shows: