Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2016-04-16T00:00:00+02:00 to 2016-04-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-04-17T00:00:00+02:00
dTimDiaHoleStart: 2016-04-14T19:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Perforate well. R/D WL equipment
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Prepared WL equipment for rig-up. Handover of well. Rigged up WL Equipment
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Altus worked on lubricator and riser section.

Meanwhile, Schlumberger tested B/U equipment.
dTimEnd: 2016-04-16T01:30:00+02:00
dTimStart: 2016-04-16T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to lifting BOP to moonpool area.
dTimEnd: 2016-04-16T02:00:00+02:00
dTimStart: 2016-04-16T01:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lifted BOP down to moonpool area. Spooled out hoses for BOP, HMV and DHSV to moonpool.
dTimEnd: 2016-04-16T03:00:00+02:00
dTimStart: 2016-04-16T02:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Attempted to feed cable head (3,125'') through lubricator. Unable to due to small ID of X-over (3'') in lubricator.
dTimEnd: 2016-04-16T03:30:00+02:00
dTimStart: 2016-04-16T03:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Schlumberger disconnected bottom of cable head and fed cable through lubricator.
dTimEnd: 2016-04-16T04:00:00+02:00
dTimStart: 2016-04-16T03:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Connected GIH to lubricator section using tugger and catwalk. Spooled out and connected hoses to GIH.

Meanwhile, Schlumberger re-connected cable head and began signal test to equipment.
dTimEnd: 2016-04-16T06:00:00+02:00
dTimStart: 2016-04-16T04:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Waited while production department tested well barriers prior to handover.
dTimEnd: 2016-04-16T09:00:00+02:00
dTimStart: 2016-04-16T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Performed handover meeting between production and Intervention. Verified valve status on XMT with production representant.
dTimEnd: 2016-04-16T09:45:00+02:00
dTimStart: 2016-04-16T09:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to lifting riser and lubricator section
dTimEnd: 2016-04-16T10:10:00+02:00
dTimStart: 2016-04-16T09:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lifted and replaced permanent hatch with WL hatch.
dTimEnd: 2016-04-16T11:15:00+02:00
dTimStart: 2016-04-16T10:10:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Removed XMT top cap on well.
dTimEnd: 2016-04-16T11:40:00+02:00
dTimStart: 2016-04-16T11:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lifted and connected lower riser to XMT.
dTimEnd: 2016-04-16T12:00:00+02:00
dTimStart: 2016-04-16T11:40:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Installed BOP on lower riser. Connected hoses to BOP and function tested same. Verified open / close time.
dTimEnd: 2016-04-16T13:10:00+02:00
dTimStart: 2016-04-16T12:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Rigged up KWV manifold and bleed-off hoses on wellhead.
dTimEnd: 2016-04-16T14:00:00+02:00
dTimStart: 2016-04-16T13:10:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Lifted middle riser section and landed on top of BOP.
dTimEnd: 2016-04-16T14:30:00+02:00
dTimStart: 2016-04-16T14:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to lifting lubricator to middle riser.
dTimEnd: 2016-04-16T15:00:00+02:00
dTimStart: 2016-04-16T14:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Lifted lubricator and GIH to middle riser. Installed Schlumberger dummy BHA in lubricator and stabbed onto middle riser.
dTimEnd: 2016-04-16T16:30:00+02:00
dTimStart: 2016-04-16T15:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Connected hoses for operating HMV and DHSV.
dTimEnd: 2016-04-16T17:00:00+02:00
dTimStart: 2016-04-16T16:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Filled lubricator with MEG from production department.
Leak tested rig-up to 20/345 bar for 5/10 min.
dTimEnd: 2016-04-16T18:50:00+02:00
dTimStart: 2016-04-16T17:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Purged lubricator with N2.
dTimEnd: 2016-04-16T19:30:00+02:00
dTimStart: 2016-04-16T18:50:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Verified no liquid in rig-up prior to installing perforation BHA in well. Broke lubricator and L/D Schlumberger dummy BHA.
dTimEnd: 2016-04-16T19:50:00+02:00
dTimStart: 2016-04-16T19:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to installing perforation BHA in well.
dTimEnd: 2016-04-16T20:15:00+02:00
dTimStart: 2016-04-16T19:50:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: M/U BHA for perforation run #1 (3 3/8'' PJN guns w/ 3 1/8'' Tufftrac). Leak tested QTS to 20/345 bar 5/10 min. 
Dumped 40 l Starlube in lubricator.
dTimEnd: 2016-04-16T23:00:00+02:00
dTimStart: 2016-04-16T20:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Opened HMV and pressurized DHSV control line.
dTimEnd: 2016-04-17T00:00:00+02:00
dTimStart: 2016-04-16T23:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: