Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2008-02-04T00:00:00+01:00 to 2008-02-05T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-02-05T00:00:00+01:00
dTimDiaHoleStart: 2008-02-04T21:00:00+01:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Change out the two remaining riser tension cylinders. Nipple up HPDR BOP joint and BOP. Perform BOP test. Displace to OBM, retrieve RTTS. 
hpht: 0
md: 2770
mdCsgLast: 2760.5
mdDiaHoleStart: 2770
mdPlanned: -999.99
mdStrengthForm: 1363
presTestType: formation integrity test
reportNo: 31
ropCurrent: -999.99
strengthForm: 1.53
sum24Hr: Skidded cantilever from F-12 to F-4. Changed out one riser tension cylinder and pressure tested rig manifold.
tightWell: 0
tvd: 2607.6
tvdCsgLast: 2598.7
tvdStrengthForm: 1336.5
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
Pore pressure:
dTim: 2008-02-05T00:00:00+01:00
equivalentMudWeight: 1.03
md: 2770
readingKind: estimated
Survey stations:
Activities:
comments: Prepared for skidding. Simultaneously pressure tested the rig manifold and changed out riser tension cylinder.
dTimEnd: 2008-02-05T00:00:00+01:00
dTimStart: 2008-02-04T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
Lithology and shows: