Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-09-22T00:00:00+02:00 to 2008-09-23T00:00:00+02:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-09-23T00:00:00+02:00
dTimDiaHoleStart: 2008-09-20T04:00:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 1381
mdCsgLast: 1368.4
mdDiaHoleStart: 1381
mdPlanned: -999.99
mdStrengthForm: 1381
presTestType: formation integrity test
reportNo: 23
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: None
tightWell: 0
tvd: 1349
tvdCsgLast: 1340.4
tvdStrengthForm: 1349
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Troubleshot problems with ZMS / control system. Got system up and running sufficiently to continue operations. Block/TDS out of ZMS. Discussed compensating measures.
dTimEnd: 2008-09-22T00:30:00+02:00
dTimStart: 2008-09-22T00:00:00+02:00
md: 88
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Held toolbox talk for handling 17 1/2" BHA.
dTimEnd: 2008-09-22T00:45:00+02:00
dTimStart: 2008-09-22T00:30:00+02:00
md: 88
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 17 1/2" drilling BHA. Broke out and racked back jar, DC and NMDC. Broke and laid out 17 1/4" stabilizer. Made SJA for handing and tripping with partly functioning ZMS system.
dTimEnd: 2008-09-22T03:15:00+02:00
dTimStart: 2008-09-22T00:45:00+02:00
md: 3
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Problems with ZMS. Rebooted ZMS system.
dTimEnd: 2008-09-22T03:45:00+02:00
dTimStart: 2008-09-22T03:15:00+02:00
md: 3
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH with NBS and 17 1/2 bit. Inpected bit. Found some worn theeth and chunks of aluminium trapped in the bit. No excessive wear on stabilzers. Drift trapped in BHA.
dTimEnd: 2008-09-22T04:30:00+02:00
dTimStart: 2008-09-22T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and tidied drillfloor. Measured distance from RT to bottom of flowline.
dTimEnd: 2008-09-22T05:00:00+02:00
dTimStart: 2008-09-22T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held toolbox talk for picking up 12 1/4" drilling BHA.
dTimEnd: 2008-09-22T05:15:00+02:00
dTimStart: 2008-09-22T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up and hung off 12 1/4" PDX5 in rotary. Picked up and made up Powepulse. Picked up and made up ARC-8.
dTimEnd: 2008-09-22T06:00:00+02:00
dTimStart: 2008-09-22T05:15:00+02:00
md: 23
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Made up ARC. Secured with dog collar.
dTimEnd: 2008-09-22T07:00:00+02:00
dTimStart: 2008-09-22T06:00:00+02:00
md: 23
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Held toolbox talk.
dTimEnd: 2008-09-22T07:15:00+02:00
dTimStart: 2008-09-22T07:00:00+02:00
md: 23
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Made up NMDC, DC, Jar, drfit sub and 5 1/2" HWDP. Halted operation for work on ZMS / control system.
dTimEnd: 2008-09-22T09:45:00+02:00
dTimStart: 2008-09-22T07:15:00+02:00
md: 212
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Troubleshot ZMS / control system.
dTimEnd: 2008-09-22T10:45:00+02:00
dTimStart: 2008-09-22T09:45:00+02:00
md: 212
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Held toolbox talk for potential dropped object check. Meanwhile troubleshot ZMS / control system.
dTimEnd: 2008-09-22T11:00:00+02:00
dTimStart: 2008-09-22T10:45:00+02:00
md: 212
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Checked TDS and PRSs for loose objects (PDO). Meanwhile troubleshot ZMS / control system.
dTimEnd: 2008-09-22T11:30:00+02:00
dTimStart: 2008-09-22T11:00:00+02:00
md: 212
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Conducted kick drill. Installed TIW. Meanwhile troubleshot ZMS / control system.
dTimEnd: 2008-09-22T11:45:00+02:00
dTimStart: 2008-09-22T11:30:00+02:00
md: 212
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Troubleshot ZMS / control system. Meanwhile troubleshot ZMS / control system.
dTimEnd: 2008-09-22T16:15:00+02:00
dTimStart: 2008-09-22T11:45:00+02:00
md: 212
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Troubleshot ZMS / control system. Meanwhile held toolbox talk for rigging 3" chicksan on F-5.
dTimEnd: 2008-09-22T16:30:00+02:00
dTimStart: 2008-09-22T16:15:00+02:00
md: 212
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Troubleshot ZMS / control system.
dTimEnd: 2008-09-22T19:00:00+02:00
dTimStart: 2008-09-22T16:30:00+02:00
md: 212
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Troubleshot ZMS / control system. Meanwhile rigged 3" chicksan in moonpool.
dTimEnd: 2008-09-22T22:00:00+02:00
dTimStart: 2008-09-22T19:00:00+02:00
md: 212
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Reset all drilling system - got ZMS / control system up and running.
dTimEnd: 2008-09-22T22:15:00+02:00
dTimStart: 2008-09-22T22:00:00+02:00
md: 212
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Broke and racked back 2 std x HWDP stands, HWDP and jar, 2 std x DC, 1 std NMDC. Meanwhile rigged 3" chicksan in moonpool.
dTimEnd: 2008-09-23T00:00:00+02:00
dTimStart: 2008-09-22T22:15:00+02:00
md: 170
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: