Daily Drilling Report
Well: NO 15/9-F-15 A
Report period: 2009-01-08T00:00:00+01:00 to 2009-01-09T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-12-11T15:00:00+01:00
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-01-09T00:00:00+01:00
dTimDiaHoleStart: 2009-01-08T06:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with cement stinger. Set 2 cement plugs. POOH with cement stinger

hpht: 0
md: 4095
mdCsgLast: 2561.8
mdDiaHoleStart: 4095
mdPlanned: -999.99
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 29
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Performed BOP test  20/345 bars 5/10min. RIH with 3½" cement stinger from surface to 2656m. Washed down from shoe to 2656m, due to obstruction.
tightWell: 0
tvd: 3213
tvdCsgLast: 2416.2
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2009-01-08T22:00:00+01:00
density: 1.34
locationSample: Active pit
md: 4095
mudClass: oil based
presBopRating: 690
pv: 23
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10.5
dTim: 2009-01-08T10:00:00+01:00
density: 1.34
locationSample: Active pit
md: 4095
mudClass: oil based
presBopRating: 690
pv: 23
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10.5
Pore pressure:
Survey stations:
Activities:
comments: Pulled last stand of 5" DP out to 99m.

dTimEnd: 2009-01-08T00:15:00+01:00
dTimStart: 2009-01-08T00:00:00+01:00
md: 99
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH and broke out, laid down BHA. Replaced jar, removed Gyro, Totco and radio active source. Continued reporting on F-99
dTimEnd: 2009-01-08T04:45:00+01:00
dTimStart: 2009-01-08T00:15:00+01:00
md: 7
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued brake out BHA and Bit. Bit gauged OK.

dTimEnd: 2009-01-08T05:30:00+01:00
dTimStart: 2009-01-08T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleared and cleaned drill floor.

dTimEnd: 2009-01-08T06:00:00+01:00
dTimStart: 2009-01-08T05:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RIH with jetting sub and test plug from surface to 149m and jet washed the well head, 2000 lpm, 10 rpm.

dTimEnd: 2009-01-08T07:30:00+01:00
dTimStart: 2009-01-08T06:00:00+01:00
md: 149
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Landed off test plug.

dTimEnd: 2009-01-08T08:00:00+01:00
dTimStart: 2009-01-08T07:30:00+01:00
md: 149
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Installed swedge & hose to TDS prior to pressure testing.

dTimEnd: 2009-01-08T08:30:00+01:00
dTimStart: 2009-01-08T08:00:00+01:00
md: 149
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Held tool box talk and performed BOP pressure test 20/345 bars 5/10 min. Simultaneously pressure tested IBOP, Choke & Kill manifold 20/345 bars 5/10 min.
dTimEnd: 2009-01-08T13:30:00+01:00
dTimStart: 2009-01-08T08:30:00+01:00
md: 149
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: POOH with BOP test plug. L/O test plug & pump in sub.

dTimEnd: 2009-01-08T14:30:00+01:00
dTimStart: 2009-01-08T13:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Cleared & cleaned rig floor.

dTimEnd: 2009-01-08T14:45:00+01:00
dTimStart: 2009-01-08T14:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Held tool box talk and rigged up to RIH w. 3½" cement singer/DP. To long delay time in tilt function of the BX elevators.

dTimEnd: 2009-01-08T16:15:00+01:00
dTimStart: 2009-01-08T14:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Changed out elevators to eliminate delay on tilt function.

dTimEnd: 2009-01-08T16:45:00+01:00
dTimStart: 2009-01-08T16:15:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Held tool box talk and RIH with 3½" cement singer/DP. Picked up 3½" DP from cantilever and ran in singles. Elevator not operating properly.

dTimEnd: 2009-01-08T17:15:00+01:00
dTimStart: 2009-01-08T16:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Removed inserts in elevators and checked activating pin.

dTimEnd: 2009-01-08T17:30:00+01:00
dTimStart: 2009-01-08T17:15:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Continued RIH with 3½" cement singer/DP, from surface to 300m. Picked up 3½" DP from cantilever and ran in singles. Tripping speed 110 m/hours.
dTimEnd: 2009-01-08T20:15:00+01:00
dTimStart: 2009-01-08T17:30:00+01:00
md: 300
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Changed out handling equipment from 3½" to 5".

dTimEnd: 2009-01-08T21:00:00+01:00
dTimStart: 2009-01-08T20:15:00+01:00
md: 302
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Continued RIH on 5" DP from 302m to 912m. Tripping speed 813 m/hours

dTimEnd: 2009-01-08T21:45:00+01:00
dTimStart: 2009-01-08T21:00:00+01:00
md: 912
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Installed X/O and made up to TDS and broke circulation.

dTimEnd: 2009-01-08T22:15:00+01:00
dTimStart: 2009-01-08T21:45:00+01:00
md: 912
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Continued RIH on 5" DP from 912m to 1524m. Tripping speed 612 m/hours.

dTimEnd: 2009-01-08T23:15:00+01:00
dTimStart: 2009-01-08T22:15:00+01:00
md: 1524
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Installed X/O and made up to TDS and broke circulation.

dTimEnd: 2009-01-08T23:30:00+01:00
dTimStart: 2009-01-08T23:15:00+01:00
md: 1524
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Continued RIH on 5" DP from 1524m to 1890m. Tripping speed 732 m/hours.

dTimEnd: 2009-01-09T00:00:00+01:00
dTimStart: 2009-01-08T23:30:00+01:00
md: 1890
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
Lithology and shows: