Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-08-17T00:00:00+02:00 to 2008-08-18T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-18T00:00:00+02:00
dTimDiaHoleStart: 2008-08-17T13:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Test A-annulus to 380 bar. Run BPV and set in TH. POOH and LD landing string and TH running tool. ND diverter, BOP and surface riser. Install dart in BPV.
hpht: 0
md: 3792
mdCsgLast: 3790.1
mdDiaHoleStart: 3792
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 49
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Performed space out of tubing. Pulled back and installed space out joints/pups. MU tubing hanger assy. Terminated CL. MU communication collar and TH RT. RIH, land and test TH. Performed low pressure tubing leak test and function tested TRSCSSV. Sat production packer and leak tested tubing to 380 bar/15 min. Inflow tested TRSCSSV to 320 bar/30 min. RU to test annulus.
tightWell: 0
tvd: 3247
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-08-17T16:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3793
mudClass: other
presBopRating: 345
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Tested CL to 520 bar/10 min. Ok. Bled down pressure to zero. 240 ml bled back. Pressured up CL to 345 bar to keep DHSV open. Isolated PS30 slips guide insert and made final adjustments to position slips and sheave in derrick.
dTimEnd: 2008-08-17T01:00:00+02:00
dTimStart: 2008-08-17T00:00:00+02:00
md: 2306
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing, TRSCSSV CL and clamps from 2306 m to 2657 m. Running speed was 6 jnts/hr. Kept 345 bar on CL to maintain DHSV open while RIH.
dTimEnd: 2008-08-17T06:00:00+02:00
dTimStart: 2008-08-17T01:00:00+02:00
md: 2648
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing, TRSCSSV CL and clamps from 2657 m to 2758 m. Running speed was 6 jnts/hr. Kept 345 bar on CL to maintain DHSV open while RIH. Performed final count of tubing jnts. Moved HTS and rollers.
dTimEnd: 2008-08-17T08:00:00+02:00
dTimStart: 2008-08-17T06:00:00+02:00
md: 2758
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Installed swedge and space-out stand and made up to TDS. Started to circulate 200 lpm using mud pump. RIH with space-out string and stung into top of liner at 2812 m. Sat down 5 MT. Measured distance from top of tubing to mark on space-out string to be 39.25 m.
dTimEnd: 2008-08-17T11:15:00+02:00
dTimStart: 2008-08-17T08:00:00+02:00
md: 2812
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: PU and MU selected jnt and pup-jnts according to calculated space-out.
dTimEnd: 2008-08-17T13:45:00+02:00
dTimStart: 2008-08-17T11:15:00+02:00
md: 2812
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Changed from PS30 to master bushings. PU tubing hanger with handling tool and MU to last jnt of tubing sitting in the slips. Secured control lines with a clamp on upper tubing coupling. Lowered TH down to working height.
dTimEnd: 2008-08-17T16:00:00+02:00
dTimStart: 2008-08-17T13:45:00+02:00
md: 2812
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cut CL 3 m above TH and fed CL through TH swagelok fittings. All spare penetrations was plugged onshore. MU fittings and leak tested all penetrations/fittings through 1/8" test port 35/380 bar 5/10 min using BOT pump. Ok. Installed C-plate and landed off TH. BO handling tool and LO same. Wrapped CL 3 times around hanger neck.
dTimEnd: 2008-08-17T19:00:00+02:00
dTimStart: 2008-08-17T16:00:00+02:00
md: 2812
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed communication collar onto TH by rotating 5 turns clockwise. Connected DHSV CL to 1/4" communication port at btm of communication collar. MU THRT to communication collar using 8 turns counter clockwise.
dTimEnd: 2008-08-17T19:30:00+02:00
dTimStart: 2008-08-17T19:00:00+02:00
md: 2812
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Connected DHSV CL to 1/4" communication port on top of THRT. Connected hydraulic test pump and pressure tested DHSV CL to 570 bar/10 min. Ok. Bled back 420 ml. Connected THRT lock/unlock lines from Vetco reel to THRT. Left 570 bar in DHSV CL while RIH.
dTimEnd: 2008-08-17T20:00:00+02:00
dTimStart: 2008-08-17T19:30:00+02:00
md: 2812
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: PU C-plate and RIH with TH. Cleared rig floor of excess equipment. PU and MU landing jnts. Up weight 180 MT/down weight 135 MT. RIH with TH. Tagged top of liner with 5 MT. Made 3 shifts with ratcheting muleshoe before stung into liner PBR and landed TH on no-go shoulder in multibowl. Slacked off weight until fully landed out. 

Verified correct TH land off and TH seal integrity by leak testing through port #1 and #2 on multibowl to 70 bar/5 min. Bled off pressure in all CLs. Pressured up function line to 3000 psi to engage TH lock down ring. Performed pull test on TH to 15 MT to verify hanger lock down.
dTimEnd: 2008-08-17T21:45:00+02:00
dTimStart: 2008-08-17T20:00:00+02:00
md: 20.4
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested TH seal through test port #2 in multibowl to 35/380 bar for 5/10 min. Ok.

Meanwhile lined up from cmt unit to well and flushed lines.
dTimEnd: 2008-08-17T23:00:00+02:00
dTimStart: 2008-08-17T21:45:00+02:00
md: 20.4
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed line test aginst lo-torque valve on pump-in sub to 380 bar/10 min. Dropped 1.7 bar/10 min. 85 ltrs pumped. Opened lo-torque valve. Pressured up to 50 bar/5 min to check for pressure integrity prior to setting packer. Ok. 550 ltrs pumped due to tubing drained when landing TH.
dTimEnd: 2008-08-18T00:00:00+02:00
dTimStart: 2008-08-17T23:00:00+02:00
md: 20.4
phase: fixed
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
Lithology and shows: