Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-19T00:00:00+01:00 to 2013-12-20T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-20T00:00:00+01:00
dTimDiaHoleStart: 2013-12-15T23:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with ME plug RT on 3 1/2" DP. L/O RT.
P/U, M/U and RIH with Safelock plug.
Set Safelock plug at 633 m. Leak test plug from below, POOH.
Pressure test plug from above against BSR. 
N/D diverter and BOP. 
Skid cantilever to F-1 slot.
Perform well intervention on F-1B.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 40
ropCurrent: -999.99
sum24Hr: WOW, wind speed above PRS operational limit.
RIH w/ 7" ME plug on 5 1/2" DP. 
Repaired aft iron roughneck.
RIH w/ 7" ME plug to 4620 m. Set plug and pressure tested same to 253 bar/ 10 min.
POOH with plug RT on 5 1/2" DP to 1529 m. Changed handling equipment.
POOH on 3 1/2" DP to 850 m.
tightWell: 0
tvd: 3212.3
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-19T11:00:00+01:00
density: 1.32
locationSample: Flowline
md: 4685
mudClass: oil based
presBopRating: 345
pv: 39
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11.5
dTim: 2013-12-19T20:00:00+01:00
density: 1.32
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 38
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
Pore pressure:
Survey stations:
Activities:
comments: WOW, wind speed above PRS limit (> 65 kts). Monitored well on T/T.
Broke circulation w/ 120 l/min, 28 bar.
dTimEnd: 2013-12-19T03:00:00+01:00
dTimStart: 2013-12-19T00:00:00+01:00
md: 2421
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: RIH w/ 7" ME plug on 5 1/2" DP from 2421 m to 2821 m.

dTimEnd: 2013-12-19T03:45:00+01:00
dTimStart: 2013-12-19T03:00:00+01:00
md: 2821
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Experienced problems with aft iron roughneck.
Isolated IRN and investigated failure. 
Meanwhile broke circulation w/ 120 l/min, 28 bar.

dTimEnd: 2013-12-19T04:45:00+01:00
dTimStart: 2013-12-19T03:45:00+01:00
md: 2821
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Repaired aft IRN. Meanwhile monitored well on T/T.
dTimEnd: 2013-12-19T07:45:00+01:00
dTimStart: 2013-12-19T04:45:00+01:00
md: 2821
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH w/ ME plug on 5 1/2" DP from 2821 m to 3345 m.  Avg. tripping speed 524 m/hr.
dTimEnd: 2013-12-19T08:45:00+01:00
dTimStart: 2013-12-19T07:45:00+01:00
md: 3345
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Broke circulation w/ 150 l/min, 28 bar.
dTimEnd: 2013-12-19T09:00:00+01:00
dTimStart: 2013-12-19T08:45:00+01:00
md: 3345
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: RIH on 5 1/2" DP from 3345 m to 3872 m.  Avg. tripping speed 527 m/hr.
dTimEnd: 2013-12-19T10:00:00+01:00
dTimStart: 2013-12-19T09:00:00+01:00
md: 3872
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Broke circulation w/ 150 l/min, 29 bar.
dTimEnd: 2013-12-19T10:30:00+01:00
dTimStart: 2013-12-19T10:00:00+01:00
md: 3872
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: RIH on 5 1/2" DP from 3872 m to 4315 m.  Avg. tripping speed 590 m/hr.
dTimEnd: 2013-12-19T11:15:00+01:00
dTimStart: 2013-12-19T10:30:00+01:00
md: 4315
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Broke circulation w/ 120 l/min, 30 bar.
dTimEnd: 2013-12-19T11:30:00+01:00
dTimStart: 2013-12-19T11:15:00+01:00
md: 4315
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: RIH on 5 1/2" DP from 4315 m to 4598 m.  Avg. tripping speed 377 m/hr.
dTimEnd: 2013-12-19T12:15:00+01:00
dTimStart: 2013-12-19T11:30:00+01:00
md: 4598
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Dropped ball and M/U TDS to last stand.
dTimEnd: 2013-12-19T12:45:00+01:00
dTimStart: 2013-12-19T12:15:00+01:00
md: 4598
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: RIH to 4625 m, pulled up to setting depth 4621 m with plug seals at 4620 m. Pumped ball with 170 l/min, 40 bar and set plug as per Interwell instructions. Load tested the plug with 5 T down weight.
dTimEnd: 2013-12-19T14:00:00+01:00
dTimStart: 2013-12-19T12:45:00+01:00
md: 4621
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for pressure testing.
dTimEnd: 2013-12-19T14:15:00+01:00
dTimStart: 2013-12-19T14:00:00+01:00
md: 4621
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Lined up and pressure tested the surface lines. Pressure tested the 7" ME plug against upper pipe ram to 253 bar/ 10 min. Pumped 1832 l, bled back 1772 l.
dTimEnd: 2013-12-19T15:30:00+01:00
dTimStart: 2013-12-19T14:15:00+01:00
md: 4621
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Flowchecked, well stable.
dTimEnd: 2013-12-19T16:00:00+01:00
dTimStart: 2013-12-19T15:30:00+01:00
md: 4621
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pulled stand wet. Pumped slug and chased same.
dTimEnd: 2013-12-19T17:00:00+01:00
dTimStart: 2013-12-19T16:00:00+01:00
md: 4598
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: POOH on 5 1/2" DP from 4598 m to 4072 m.  Avg. tripping speed 420 m/hr.
dTimEnd: 2013-12-19T18:15:00+01:00
dTimStart: 2013-12-19T17:00:00+01:00
md: 4072
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Pumped slug and chased same.
dTimEnd: 2013-12-19T18:45:00+01:00
dTimStart: 2013-12-19T18:15:00+01:00
md: 4072
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: POOH w/ ME plug RT on 5 1/2" DP from 4072 m to 1529 m.  Avg. tripping speed 848 m/hr.
dTimEnd: 2013-12-19T21:45:00+01:00
dTimStart: 2013-12-19T18:45:00+01:00
md: 1529
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Changed to 3 1/2" handling equipment.
dTimEnd: 2013-12-19T22:15:00+01:00
dTimStart: 2013-12-19T21:45:00+01:00
md: 1529
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for pulling and racking 3 1/2" DP stands.
dTimEnd: 2013-12-19T22:30:00+01:00
dTimStart: 2013-12-19T22:15:00+01:00
md: 1529
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: POOH w/ ME plug RT on 3 1/2" DP from 1529 m to 850 m.  Avg. tripping speed 453 m/hr.
dTimEnd: 2013-12-20T00:00:00+01:00
dTimStart: 2013-12-19T22:30:00+01:00
md: 850
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: