Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2016-10-08T00:00:00+02:00 to 2016-10-09T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-09T00:00:00+02:00
dTimDiaHoleStart: 2016-10-01T15:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Continue L/O over-torqued 5 1/2" DP
- N/D BOP
- Skid rig
hpht: 0
md: -999.99
mdCsgLast: 3508
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2755
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 8
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Pulled 10 3/4" casing
- Installed 13 3/8" EZSV plug at 306 m
- Placed OH to surface cement plug from 305 m to 205 m
- L/D 10 3/4" spear BHA, 8 1/4" DC, 6 3/4" DC and over-torqued 5 1/2" DP
tightWell: 0
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Cleaned and cleared drill floor
dTimEnd: 2016-10-08T00:30:00+02:00
dTimStart: 2016-10-08T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Performed TBT for RIH with spear and retrieve 10 3/4" casing
dTimEnd: 2016-10-08T00:45:00+02:00
dTimStart: 2016-10-08T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: M/U spear BHA
dTimEnd: 2016-10-08T01:00:00+02:00
dTimStart: 2016-10-08T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: RIH w/ 10 3/4" spear in catch mode on 5 1/2" DP from surface to 147 m
dTimEnd: 2016-10-08T01:30:00+02:00
dTimStart: 2016-10-08T01:00:00+02:00
md: 147
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH with 10 3/4" casing on 5 1/2" landing string from 147 m to surface.
dTimEnd: 2016-10-08T02:30:00+02:00
dTimStart: 2016-10-08T01:30:00+02:00
md: 170
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Released spear at surface and R/B spear BHA
dTimEnd: 2016-10-08T02:45:00+02:00
dTimStart: 2016-10-08T02:30:00+02:00
md: 170
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed TBT for R/U casing handling equipment and pulling casing.
dTimEnd: 2016-10-08T03:00:00+02:00
dTimStart: 2016-10-08T02:45:00+02:00
md: 170
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: L/D casing pup joint.
Continued POOH with 10 3/4" casing from 170 m to surface. Average 10 joints/hr.
dTimEnd: 2016-10-08T06:00:00+02:00
dTimStart: 2016-10-08T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: R/D handling equipment.
dTimEnd: 2016-10-08T08:15:00+02:00
dTimStart: 2016-10-08T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed TBT for running 13 3/8" EZSV plug
dTimEnd: 2016-10-08T08:30:00+02:00
dTimStart: 2016-10-08T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U EZSV plug and RT. Installed centralizer on RT.
L/D double 5 1/2" DP. P/U and M/U 3 pup joints for space out
dTimEnd: 2016-10-08T09:15:00+02:00
dTimStart: 2016-10-08T08:30:00+02:00
md: 24
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: RIH w/ 13 3/8" EZSV plug from 24 m to 306 m.
dTimEnd: 2016-10-08T10:30:00+02:00
dTimStart: 2016-10-08T09:15:00+02:00
md: 306
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U pump-in sub.
dTimEnd: 2016-10-08T10:45:00+02:00
dTimStart: 2016-10-08T10:30:00+02:00
md: 306
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U TDS and washed setting area with 560 lpm / 6 bar.
Set 13 3/8" EZSV plug at 306m. Tagged EZSV plug with 10 ton.
dTimEnd: 2016-10-08T11:15:00+02:00
dTimStart: 2016-10-08T10:45:00+02:00
md: 306
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Pumped 10 m3 wash pill followed by 10 m3 hi-vis pill at 2000 lpm / 9 bar.
Circulated with clean SW until clean returns. Reduced to 900 lpm when hi-vis at shakers. Increased flow to 2440 lpm when clean SW in returns.
Meanwhile: Flushed TTs.
dTimEnd: 2016-10-08T12:30:00+02:00
dTimStart: 2016-10-08T11:15:00+02:00
md: 305
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed TBT for cement job
dTimEnd: 2016-10-08T12:45:00+02:00
dTimStart: 2016-10-08T12:30:00+02:00
md: 305
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Closed flow line and opened dump line. R/U cement hose to pump-in sub.
Applied 20 bar behind FOSV and confirmed line-up. Leak tested surface lines to 100 bar / 3min.

Balanced OH to surface cement plug in 13 3/8" casing (305 m - 205 m ): Pumped 10 m3 DW at 1000 lpm with cement unit. Mixed and pumped 7,8 m3 1,95sg cement slurry at 600 lpm. Displaced cement with 2 m3 DW at 1000 lpm with cement unit.
dTimEnd: 2016-10-08T13:45:00+02:00
dTimStart: 2016-10-08T12:45:00+02:00
md: 305
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: R/D cement hose. B/O and L/O pump-in sub.
dTimEnd: 2016-10-08T14:00:00+02:00
dTimStart: 2016-10-08T13:45:00+02:00
md: 305
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH w/ EZSV RT on 5 1/2" DP from 305 m to 160 m.
dTimEnd: 2016-10-08T14:30:00+02:00
dTimStart: 2016-10-08T14:00:00+02:00
md: 160
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Installed 2x sponge balls. Circulated BU, 2000 lpm.
dTimEnd: 2016-10-08T15:00:00+02:00
dTimStart: 2016-10-08T14:30:00+02:00
md: 160
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH w/ EZSV RT on 5 1/2" DP from 160 m to 80 m.
M/U BOP jetting tool and FOSV.
dTimEnd: 2016-10-08T15:30:00+02:00
dTimStart: 2016-10-08T15:00:00+02:00
md: 80
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Jetted BOP 8 x passes up/down,  1450 lpm, 50 rpm. Operated annular preventer and pipe rams.
B/O and L/O BOP jetting tool and FOSV.
dTimEnd: 2016-10-08T17:00:00+02:00
dTimStart: 2016-10-08T15:30:00+02:00
md: 80
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Removed PS-21 slips and installed master bushing.
dTimEnd: 2016-10-08T17:15:00+02:00
dTimStart: 2016-10-08T17:00:00+02:00
md: 80
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH and L/D the EZSV RT.
dTimEnd: 2016-10-08T17:30:00+02:00
dTimStart: 2016-10-08T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH with 3 std 8 1/4" DC. L/O 2 x singles to cantilever.
dTimEnd: 2016-10-08T19:00:00+02:00
dTimStart: 2016-10-08T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT with ongoing crew. Performed manual tong training.
L/O 7 joints 8 1/4" DC.
dTimEnd: 2016-10-08T21:15:00+02:00
dTimStart: 2016-10-08T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O 10 3/4" spear BHA
dTimEnd: 2016-10-08T22:00:00+02:00
dTimStart: 2016-10-08T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O 3 joints 6 3/4" DC
dTimEnd: 2016-10-08T23:15:00+02:00
dTimStart: 2016-10-08T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O 5 joints over-torqued 5 1/2" DP
dTimEnd: 2016-10-09T00:00:00+02:00
dTimStart: 2016-10-08T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: