Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-13T00:00:00+01:00 to 2013-12-14T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-14T00:00:00+01:00
dTimDiaHoleStart: 2013-12-09T08:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install bowl protector in Multibowl WH.
Retrieve annulus insert from subsea WH.
Displace riser to 1,03 sg brine.
Retrieve Multibowl bowl protector.
Run 10 3/4" tie back string.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
mdStrengthForm: 3302
presTestType: formation integrity test
reportNo: 34
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Cut and bevelled riser tension joint.
Installed multibowl and surface riser.
Nippled up BOP.
tightWell: 0
tvd: 3212.3
tvdCsgLast: 3212
tvdStrengthForm: 2848
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-13T21:00:00+01:00
density: 1.32
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 46
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 11.5
Pore pressure:
Survey stations:
Activities:
comments: Installed riser centralizers, tension ring and tension cylinders.

Meanwhile pressure tested BOP on stump to 20 / 345 bar - 5 / 10 minutes.
dTimEnd: 2013-12-13T03:00:00+01:00
dTimStart: 2013-12-13T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to cut  and bevel riser.
dTimEnd: 2013-12-13T03:15:00+01:00
dTimStart: 2013-12-13T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged up production riser cutting tool.
dTimEnd: 2013-12-13T06:30:00+01:00
dTimStart: 2013-12-13T03:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cut production riser.

At 07:15 hrs informed production to shut down prior to recovering cut off piece.
dTimEnd: 2013-12-13T07:15:00+01:00
dTimStart: 2013-12-13T06:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited on production to shut down.


Meanwhile prepared to run Multibowl WH.
dTimEnd: 2013-12-13T08:30:00+01:00
dTimStart: 2013-12-13T07:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled cut off riser piece to drill floor and laid out same.
Commenced bevelling of production riser.
dTimEnd: 2013-12-13T09:15:00+01:00
dTimStart: 2013-12-13T08:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Bevelled production riser edge.

Meanwhile picked up and prepared BOP riser joint.
dTimEnd: 2013-12-13T10:15:00+01:00
dTimStart: 2013-12-13T09:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up BOP riser joint to Multibowl in well center.
dTimEnd: 2013-12-13T11:15:00+01:00
dTimStart: 2013-12-13T10:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up BOP joint and Multibowl.
Removed master bushings and split hatch cover.
Ran multibowl and BOP joint through rotarty on chain slings.
Landed out Multibowl onto surface riser.

dTimEnd: 2013-12-13T12:00:00+01:00
dTimStart: 2013-12-13T11:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting.
dTimEnd: 2013-12-13T12:15:00+01:00
dTimStart: 2013-12-13T12:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Tested Multibowl BT and FS seals.
Energized plastic in upper and lower BT seals and tested same.

Meanwhile tested BOP to 20 / 345 bar - 5 / 10 minutes.
dTimEnd: 2013-12-13T14:30:00+01:00
dTimStart: 2013-12-13T12:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Energized Multibowl slips.
Performed 5 Ton overpull test, ok.
dTimEnd: 2013-12-13T15:00:00+01:00
dTimStart: 2013-12-13T14:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed moonpool hatches around production riser.
dTimEnd: 2013-12-13T15:30:00+01:00
dTimStart: 2013-12-13T15:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed Multibowl annulus valves and tested same to 30 / 345 bar - 5 / 10 minutes.

Meanwhile:
Erected scaffolding around BOP riser joint.
Removed chains from BOP riser joint and pulled same to rigfloor.
Prepared for nippling up BOP.
dTimEnd: 2013-12-13T19:00:00+01:00
dTimStart: 2013-12-13T15:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to nipple BOP.
dTimEnd: 2013-12-13T19:15:00+01:00
dTimStart: 2013-12-13T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Moved BOP to well center and landed same onto riser.
Made up NT2 connector.
Picked up and ran slick joint, made up same to BOP.
Installed diverter.
Connected tension system and energized same.

At 22:30 informed production to resume according to SIMOPS.
dTimEnd: 2013-12-13T23:45:00+01:00
dTimStart: 2013-12-13T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rigfloor.
dTimEnd: 2013-12-14T00:00:00+01:00
dTimStart: 2013-12-13T23:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: