Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2014-01-11T00:00:00+01:00 to 2014-01-12T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-12T00:00:00+01:00
dTimDiaHoleStart: 2014-01-06T22:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with perforation run #4. L/D toolstring. 
P/U perforation toolstring #5. RIH with same.

hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 58
ropCurrent: -999.99
sum24Hr: M/U firing head to tool string. RIH with perforation string no. 3 to 4100 m. Correlated across interval 4110 m to 4122 m. Perforated interval from 4110 m to 4122 m. POOH with perforation string on WL from 4112 m. L/D gun assy. Re dressed cabel head. Pressure tested WL rig up. Checked and tested SLB system.
tightWell: 0
tvd: 3212
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-01-12T00:00:00+01:00
density: 1.03
md: -999.99
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Checked firing head, crimped wire observed.
dTimEnd: 2014-01-11T00:45:00+01:00
dTimStart: 2014-01-11T00:00:00+01:00
md: 27
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: M/U firing head to tool string. Function tested tool string.
dTimEnd: 2014-01-11T02:00:00+01:00
dTimStart: 2014-01-11T00:45:00+01:00
md: 27
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: M/U lubricator at QST. Pressure tested lubricator to 275 bar. Filled riser with meg.
dTimEnd: 2014-01-11T02:30:00+01:00
dTimStart: 2014-01-11T02:00:00+01:00
md: 27
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Opened well and RIH with perforation string no. 3 on WL to 250 m.
dTimEnd: 2014-01-11T03:00:00+01:00
dTimStart: 2014-01-11T02:30:00+01:00
md: 250
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with perforation string on WL with 30 m/min according to program.
Toolstring stopped moving at 4100 m / 74,95 deg inclination.
dTimEnd: 2014-01-11T05:45:00+01:00
dTimStart: 2014-01-11T03:00:00+01:00
md: 4100
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across interval 4110 m to 4122 m.
dTimEnd: 2014-01-11T06:00:00+01:00
dTimStart: 2014-01-11T05:45:00+01:00
md: 4100
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across interval 4110 m to 4122 m.
5 th pass.
dTimEnd: 2014-01-11T08:00:00+01:00
dTimStart: 2014-01-11T06:00:00+01:00
md: 4112
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval from 4110 m to 4122 m with WHP 10 bar. WHP stabilized at 31 bar.
dTimEnd: 2014-01-11T08:15:00+01:00
dTimStart: 2014-01-11T08:00:00+01:00
md: 4112
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 4112 m to 230 m with perforating gun assembly no. 3.
Powered down logging unit.
dTimEnd: 2014-01-11T10:30:00+01:00
dTimStart: 2014-01-11T08:15:00+01:00
md: 230
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tools in catcher. Closed SV, 31 bar SIWHP. Closed HMW.
dTimEnd: 2014-01-11T10:45:00+01:00
dTimStart: 2014-01-11T10:30:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Inflow tested HMV with SIWHP 5 bar for 10 min. Meanwhile performed pre-job meeting prior to R/D lubricator and changing out tool string and L/O guns.
dTimEnd: 2014-01-11T11:00:00+01:00
dTimStart: 2014-01-11T10:45:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Bled off pressure in lubricator and purged clean with nitrogen.
dTimEnd: 2014-01-11T11:15:00+01:00
dTimStart: 2014-01-11T11:00:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator at QST. L/D tractor, tool string and guns.
dTimEnd: 2014-01-11T13:00:00+01:00
dTimStart: 2014-01-11T11:15:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Cutted electric line and re-connected cable head, prepared guns for run no. 4.
Aker performed pressure test on rig up 20/250 bar with dummy tool string.
dTimEnd: 2014-01-11T19:00:00+01:00
dTimStart: 2014-01-11T13:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Worked on test tools and cable head. Checked and tested system.
dTimEnd: 2014-01-11T23:30:00+01:00
dTimStart: 2014-01-11T19:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to P/U guns, tool string and tractor.
dTimEnd: 2014-01-11T23:45:00+01:00
dTimStart: 2014-01-11T23:30:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U tractor and connected cabel head.
dTimEnd: 2014-01-12T00:00:00+01:00
dTimStart: 2014-01-11T23:45:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: