Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-07-04T00:00:00+02:00 to 2016-07-05T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: 3
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-05T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - RIH w/ 13 3/8 csg cutting BHA, cut csg
- RIH and set 13 3/8 EZSV plug @ 840m
- RIH w/ perforation assembly, perforate below 13 3/8 csg hanger, ventilate C annulus
- RIH w/ 13 3/8 EZSV setting tool, circulate annulus
- Pump cement plug in annulus behind 13 3/8 csg
- Pump cement plug on top of 13 3/8 EZSV 
hpht: 0
md: -999.99
mdCsgLast: 2507.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 20
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Circulated out excess cement
- RIH w/ tagging BHA, milled through restrictions
- Tagged top of cement, POOH
tightWell: 0
tvdCsgLast: 2445.8
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: POOH w/ 5 stands to 2137m
dTimEnd: 2016-07-04T00:45:00+02:00
dTimStart: 2016-07-04T00:00:00+02:00
md: 2137
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Circulated out excess cement @3500lpm. After 132m3 pumped diverted returns to wash pill slop pit. Could not clearly identify cement in the returns. After 90m3 pumped diverted flow into active pit. Totally circulated 288m3
dTimEnd: 2016-07-04T02:30:00+02:00
dTimStart: 2016-07-04T00:45:00+02:00
md: 2137
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH w/ DP and EZSV setting tool
dTimEnd: 2016-07-04T06:00:00+02:00
dTimStart: 2016-07-04T02:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: WOC, meanwhile worked on Wellbore assemblies, prepared for the next run. Performed rig floor inspection and maintenance
dTimEnd: 2016-07-04T11:15:00+02:00
dTimStart: 2016-07-04T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: P/U and M/U tagging BHA and RIH from surface to 81m
dTimEnd: 2016-07-04T12:00:00+02:00
dTimStart: 2016-07-04T11:15:00+02:00
md: 81
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Changed out master bushing to PS21
dTimEnd: 2016-07-04T12:15:00+02:00
dTimStart: 2016-07-04T12:00:00+02:00
md: 81
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH w/ tagging BHA from 81 to 140m. Met restriction @ 140m, hanger area
dTimEnd: 2016-07-04T12:30:00+02:00
dTimStart: 2016-07-04T12:15:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: M/U TDS, milled hanger area: 100-140 RPM/1500 lpm/1 bar/1-2t WOB. Pipe stalled several times @20kNm. Pulled up to 15t to free pipe. Removed PS21 due to vibration of the pipe
dTimEnd: 2016-07-04T15:00:00+02:00
dTimStart: 2016-07-04T12:30:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed drops inspection on TDS. Installed PS21
dTimEnd: 2016-07-04T16:00:00+02:00
dTimStart: 2016-07-04T15:00:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH on drill pipe from 140m to 1375m
dTimEnd: 2016-07-04T17:45:00+02:00
dTimStart: 2016-07-04T16:00:00+02:00
md: 1375
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Encountered restriction @1375m Pulled 40t overpull to free pipe. M/U TDS, established parameters: 1500 lpm/4 bar/80 rpm/3-6kNm
dTimEnd: 2016-07-04T18:00:00+02:00
dTimStart: 2016-07-04T17:45:00+02:00
md: 1375
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Milled through restriction from 1375 to 1377m 2000 lpm/12 bar/120 rpm
dTimEnd: 2016-07-04T20:00:00+02:00
dTimStart: 2016-07-04T18:00:00+02:00
md: 1377
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: RIH on drill pipe from 1377 m to 2099 m. Encountered top of cement @2099 m
dTimEnd: 2016-07-04T22:30:00+02:00
dTimStart: 2016-07-04T20:00:00+02:00
md: 2099
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Dressed off 0,7 - 1 m: 120 rpm/ 2000 lpm/6-12kNm. Tagged top of cement w/ 10 t @ 2100 m.
dTimEnd: 2016-07-04T23:15:00+02:00
dTimStart: 2016-07-04T22:30:00+02:00
md: 2100
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH w/ tagging BHA from 2100 m to 1830 m
dTimEnd: 2016-07-05T00:00:00+02:00
dTimStart: 2016-07-04T23:15:00+02:00
md: 1830
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
Lithology and shows: