Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-01T00:00:00+02:00 to 2008-06-02T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-02T00:00:00+02:00
dTimDiaHoleStart: 2008-05-29T22:00:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install tensioner centralizer, boat collision stool, tensioner ring assembly and tension cylinders. Cut and bevel PR. Install multibowl and test BT seal. Install surface riser. 
hpht: 0
md: 2788
mdCsgLast: 2783.5
mdDiaHoleStart: 2788
mdPlanned: -999.99
mdStrengthForm: 2284
presTestType: leak off test
reportNo: 47
ropCurrent: -999.99
strengthForm: 1.67
sum24Hr: Continued RIH with PR. Landed riser and removed riser landing guiding funnel. Started production. Locked TBC and pressure tested PR against RTTS to 100 bar / 10 min.
tightWell: 0
tvd: 2728.4
tvdCsgLast: 2728.3
tvdStrengthForm: 2281
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-01T21:00:00+02:00
density: 1.31
locationSample: Active pit
md: 2788
mudClass: oil based
presBopRating: 690
pv: 23
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 8
Pore pressure:
dTim: 2008-06-02T00:00:00+02:00
equivalentMudWeight: 1.03
md: 2788
readingKind: estimated
Survey stations:
Activities:
comments: Made up flanged connection according to Vetco/Bandak procedure. Installed fairring on coupling. Ran in and placed TBC connector in level with Weather deck deck. Prepared guidewires in slot F-13 and F-15.
dTimEnd: 2008-06-01T02:15:00+02:00
dTimStart: 2008-06-01T00:00:00+02:00
md: 37
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Placed TBC in in level with Weatherdeck. Function tested TBC according to Vetco instruction. Installed dummy stabs. Oriented lock/unlock panel to 45 deg starboard aft. Attached ROV hooks to guide slings. Hauled guidewires with ROV hooks through Centralizer deck, ran to sealevel. Landed 1 st double in riser spider. Ran guidewires individually to 20 m above seabed.
dTimEnd: 2008-06-01T05:00:00+02:00
dTimStart: 2008-06-01T02:15:00+02:00
md: 15
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed handling tool. Lifted 2nd double to drillfloor with dual lift on block and deck crane. Started MU up flanged connection according to Vetco/Bandak procedure. 

Meanwhile installed guidewires using ROV.
dTimEnd: 2008-06-01T06:00:00+02:00
dTimStart: 2008-06-01T05:00:00+02:00
md: 66
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: MU up flanged connection on 2nd double according to Vetco/Bandak procedure. Continued removing handling tools,  lifting doubles to drillfloor with dual lift on block and deck crane, MU up flanged connections according to Vetco/Bandak procedure and tested flanges to 3000 psi / 5 min,   from 66 to 118 m. Could not MU DP due to PRS not operational.

Tested deluge system from 10:30 to 10:45 hr.
dTimEnd: 2008-06-01T15:00:00+02:00
dTimStart: 2008-06-01T06:00:00+02:00
md: 118
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Repaired sheared bolts on PRS track on drill floor.
dTimEnd: 2008-06-01T15:30:00+02:00
dTimStart: 2008-06-01T15:00:00+02:00
md: 118
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Landed riser on tension joint land off plate in riser spider. MU DP connection to handling sub using TopDrive and manual rig tongs.Lifted PR string and lowered it down to top of riser landing guide funnel (RLGF). Removed hole cover from RLGF and oriented TBC ROV panels. Hook load 97 mT. Continued lowering PR until TBC was 10 cm above VGX gasket.
dTimEnd: 2008-06-01T17:15:00+02:00
dTimStart: 2008-06-01T15:30:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Re-arranged lifting slings on RLGF and put tension on wires. Attempted to unlock guide funnel hinge using ROV. No sucess. Fetched crow bar from surface and attempted to bend guide funnel hinge. No sucess. Fetched cutting device from surface and cut guide funnel hinge with tension on RLGF wire slings. RLGF came free. Lowered PR a fraction. Attempted to move RLGF but found that riser weight had landed off on funnel edge. PU PR a fraction and moved landing guide funnel to seabed aft of F-10/F-15. Alligned TBC ROV panel, landed TBC and applied 15 mT.

Pumped baseoil to cmt unit and verified line-up to F-12. Performed line test 30 /150 bar 5/10 min against F-12 wing valve. Pumped 8.5 m3 baseoil to pressure up and equalized above DHSV. Opened F-12 DHSV at 93 bar. Displaced cmt unit and kill line to SW.
dTimEnd: 2008-06-01T23:30:00+02:00
dTimStart: 2008-06-01T17:15:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Launched hotstab on mini-reel hose down to seabed, attached to guidewire. Removed dummy hot stab and installed hydraulic hot stab into receptacle at top of TBC using ROV.

Production started at 23:25.
dTimEnd: 2008-06-02T00:00:00+02:00
dTimStart: 2008-06-01T23:30:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: