Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-01-28T00:00:00+01:00 to 2009-01-29T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-01-29T00:00:00+01:00
dTimDiaHoleStart: 2009-01-27T01:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Transfer tension cylinders to Centralizer deck. Waiting on weather for running production riser.
hpht: 0
md: 2920
mdCsgLast: 2914.8
mdDiaHoleStart: 2971
mdPlanned: -999.99
mdPlugTop: 2885
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 11
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Made up claxton tool. Bled off tension cylinders, dismantled tensioner asssembly. Diconnected TBC. Pulled HPDR and laid out 5 ea double riser joints. 
tightWell: 0
tvd: 2748
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Broke NT-2 connector on BOP. Moved BOP to stb side using trolley. Landed BOP on stump.
dTimEnd: 2009-01-28T02:30:00+01:00
dTimStart: 2009-01-28T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed long slings from TDS. Installed bails and elevator. Removed master outer ring and master bushing. Ran Claxton tool through rotary using tugger. Installed outer ring and master bushing. Hung off Claxton tool on pup joint.
dTimEnd: 2009-01-28T05:15:00+01:00
dTimStart: 2009-01-28T02:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up stand of 5 1/2" DP to Claxton tool. Ran in with Claxton tool and landed same onto BOP joint.
dTimEnd: 2009-01-28T05:45:00+01:00
dTimStart: 2009-01-28T05:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up studs on Claxton tool to 3300 ft lbs.
dTimEnd: 2009-01-28T06:00:00+01:00
dTimStart: 2009-01-28T05:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up studs on Claxton tool to 3300 ft lbs.
dTimEnd: 2009-01-28T08:00:00+01:00
dTimStart: 2009-01-28T06:00:00+01:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Bled of hydraulic pressure on tension cylinders and transferred 60 MT tension to block. Retracted tension cylinders.
dTimEnd: 2009-01-28T08:45:00+01:00
dTimStart: 2009-01-28T08:00:00+01:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Dismantled contact ring and tensioner assembly. Removed centralizer in Centralizer deck. Landed tension ring on vinyl guide. Inserted wooden chuks in deck openings.
dTimEnd: 2009-01-28T10:30:00+01:00
dTimStart: 2009-01-28T08:45:00+01:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged down scaffolding on Weather deck. Ran tugger line to seabed and attached same, ran hotstab to seabed. Issued instruction for shut-in on wells F-14, F-4 and F-5.
dTimEnd: 2009-01-28T13:30:00+01:00
dTimStart: 2009-01-28T10:30:00+01:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pulled dummy hotstab and engaged hotstab in TBC using ROV.
dTimEnd: 2009-01-28T14:30:00+01:00
dTimStart: 2009-01-28T13:30:00+01:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited on production to shut in and bleed off wells F-14, F-4 and F-5.
dTimEnd: 2009-01-28T15:30:00+01:00
dTimStart: 2009-01-28T14:30:00+01:00
md: 140
phase: fixed
proprietaryCode: drilling -- wait
state: ok
stateDetailActivity: success
comments: Adjusted blockweight to 110 MT / set down 20 MT. Applied 3000 psi unlock pressure to TBC. Observed indicator movement on ROV. Pulled riser free of wellhead in one continuous stroke. Pulled out and hung off in slips on Claxton pup joint.
dTimEnd: 2009-01-28T16:00:00+01:00
dTimStart: 2009-01-28T15:30:00+01:00
md: 128
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke stand of 5 1/2" DP from Clacton tool. Made up stand of 5 1/2" DP to production riser running tool and racked back in derrick.
dTimEnd: 2009-01-28T16:45:00+01:00
dTimStart: 2009-01-28T16:00:00+01:00
md: 128
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed master bushing and outer ring.
dTimEnd: 2009-01-28T17:30:00+01:00
dTimStart: 2009-01-28T16:45:00+01:00
md: 126
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbox talk for installing riser spider. Splitted, installed , hooked up and functioned riser spider. Pull out with HPDR to upper pup / tension joint connection. Removed fairings, hung off riser in spider.
dTimEnd: 2009-01-28T18:30:00+01:00
dTimStart: 2009-01-28T17:30:00+01:00
md: 104
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed thread protectors. Broke flange according to Vetco procedure using Bandak bolt tensioner tools.
dTimEnd: 2009-01-28T21:00:00+01:00
dTimStart: 2009-01-28T18:30:00+01:00
md: 104
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Laid out 1st double with simultaneous lift by block and deck crane. Adjusted slings to balance lift. Laid 1st double on riser m/u cradle.
dTimEnd: 2009-01-28T22:00:00+01:00
dTimStart: 2009-01-28T21:00:00+01:00
md: 104
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pull out with HPDR 2nd double "D" "and hung off in riser spider. Removed fairings. Removed thread protectors. Broke flange according to Vetco procedure using Bandak bolt tensioner tools. Made up handling flange type C using j-gun.
dTimEnd: 2009-01-29T00:00:00+01:00
dTimStart: 2009-01-28T22:00:00+01:00
md: 80
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: