Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-07-20T00:00:00+02:00 to 2013-07-21T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-21T00:00:00+02:00
dTimDiaHoleStart: 2013-07-09T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Inflow test HMV and SCSSSV. L/O perforation BHA # 8 and R/D wireline equipment
hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 54
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: RIH with perforation BHA # 7. Postioned guns and perforated interval # 7. POOH and L/O perforation BHA # 7. P/U and RIH perforation BHA # 8. Positioned perforation BHA # 8 and perforated interval # 8. POOH to surface perforation BHA # 8.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: RIH with perforation BHA # 7 on wireline tractor from 3693 m to 4130 m
dTimEnd: 2013-07-20T01:00:00+02:00
dTimStart: 2013-07-20T00:00:00+02:00
md: 4130
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated and positioned gun assembly at perforation interval # 7 from 4075 m to 4065 m. WHP 57.5 bar
dTimEnd: 2013-07-20T03:45:00+02:00
dTimStart: 2013-07-20T01:00:00+02:00
md: 4075
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval # 7, good indication of guns fired. WHP 58.1 bar
 (Tool length: 30.85m, MAX OD:4.5 in, Tool Weight: 1184.65 kg)
dTimEnd: 2013-07-20T04:00:00+02:00
dTimStart: 2013-07-20T03:45:00+02:00
md: 4075
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH with perforation BHA # 7 from 4075 m to Surface. WHP 59 bar.
dTimEnd: 2013-07-20T07:15:00+02:00
dTimStart: 2013-07-20T04:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Closed and inflow tested HMV/SWAB valve with 54 bar differential pressure.
dTimEnd: 2013-07-20T08:45:00+02:00
dTimStart: 2013-07-20T07:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator and L/O perforation BHA # 7.
dTimEnd: 2013-07-20T10:30:00+02:00
dTimStart: 2013-07-20T08:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Re-build cablehead and tested tools.
dTimEnd: 2013-07-20T11:30:00+02:00
dTimStart: 2013-07-20T10:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U and M/U perforation BHA # 8.
dTimEnd: 2013-07-20T13:30:00+02:00
dTimStart: 2013-07-20T11:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U lubricator and pressure tested In-Situ Sub to 30/300 bar for 5/10 min. Eqaulized pressure and opened well. WHP 59 bar.
dTimEnd: 2013-07-20T14:30:00+02:00
dTimStart: 2013-07-20T13:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation BHA # 8 from surface to 4095 m
dTimEnd: 2013-07-20T19:00:00+02:00
dTimStart: 2013-07-20T14:30:00+02:00
md: 4095
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated and positioned gun assembly at perforation interval # 8.
dTimEnd: 2013-07-20T20:15:00+02:00
dTimStart: 2013-07-20T19:00:00+02:00
md: 4043
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval # 8 from 4043 m to 4031 m.
dTimEnd: 2013-07-20T20:30:00+02:00
dTimStart: 2013-07-20T20:15:00+02:00
md: 4043
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH with perforation BHA # 8 from 4043 m to surface. WHP 59 bar.
dTimEnd: 2013-07-21T00:00:00+02:00
dTimStart: 2013-07-20T20:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: