Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2014-11-24T00:00:00+01:00 to 2014-11-25T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
daysBehind: .7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-11-25T00:00:00+01:00
dTimDiaHoleStart: 2014-11-22T16:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Complete rig up. Install plug bha in riser. RIH and install plug. Prepare perforation toolstring.
hpht: 0
md: -999.99
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Spotted equipment. Well handed over from Production dept. to D&W. Started to rig up on wellhead.
tightWell: 0
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued with high pressure test on BOP. 
Meanwhile continued to check equipment together with rig electrician.
dTimEnd: 2014-11-24T01:30:00+01:00
dTimStart: 2014-11-24T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Function tested WL unit & winch. Hooked up logging container to power.
Meanwhile performed area inspection on wellhead and discussed procedure for R/U WL riser on XMT.
dTimEnd: 2014-11-24T03:00:00+01:00
dTimStart: 2014-11-24T01:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Spotted parts for grease injection head and toolcatcher. Spotted riser parts for building same on drill floor.
dTimEnd: 2014-11-24T04:30:00+01:00
dTimStart: 2014-11-24T03:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed toolbox talk prior to start building riser and lubricator pieces.
dTimEnd: 2014-11-24T05:00:00+01:00
dTimStart: 2014-11-24T04:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Built the riser and lubricator sections horizontally on the pipe handling system.
Meanwhile notified production dept to start shut in well F-12.
dTimEnd: 2014-11-24T07:00:00+01:00
dTimStart: 2014-11-24T05:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Hooked up remaining containers to fire and gas and completed check of Altus winch and logging unit.
Meanwhile prepared correct fittings to be hooked up to HMV to DHSV on wellhead.
dTimEnd: 2014-11-24T12:00:00+01:00
dTimStart: 2014-11-24T07:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Rigged up sheave wheel and prepared spreader beam for lubricator.
dTimEnd: 2014-11-24T13:30:00+01:00
dTimStart: 2014-11-24T12:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Waited on production to obtain good test on XMT valves. Not able to obtain good test. Had to grease HMV and MMV.
Meanwhile preapred cablehead and tested Halliburton toolstring.
dTimEnd: 2014-11-24T19:30:00+01:00
dTimStart: 2014-11-24T13:30:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Handed well over from Production department to Drilling and well.
dTimEnd: 2014-11-24T20:15:00+01:00
dTimStart: 2014-11-24T19:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Performed toolbox talk on drill floor prior start R/U on well. Work permit for start rigging on XMT not activated or prepared.
dTimEnd: 2014-11-24T20:30:00+01:00
dTimStart: 2014-11-24T20:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Had to wait for WP to be approved for rigging of WL equipment.
Meanwhile prepared manifold and chicksan on wellhead.
dTimEnd: 2014-11-24T22:15:00+01:00
dTimStart: 2014-11-24T20:30:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Held SJA for rigging of WL equipment on XMT.
dTimEnd: 2014-11-24T22:30:00+01:00
dTimStart: 2014-11-24T22:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Rigged up chicsan and low torque on KWV.
dTimEnd: 2014-11-25T00:00:00+01:00
dTimStart: 2014-11-24T22:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: