Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-10-21T00:00:00+02:00 to 2016-10-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: 1.6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-22T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Skid to F-7
- Pull production riser at F-7
- Skid to well F-9 A
hpht: 0
md: -999.99
mdCsgLast: 2507.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
presTestType: leak off test
reportNo: 4
ropCurrent: -999.99
sum24Hr: - Skidded to well F-1 C
- RIH with inner string
- Cut production riser at 134,9 m
- Pulled production riser
- Installed hatches and prepared to skid rig to F-7.
tightWell: 0
tvdCsgLast: 2445.8
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Performed TBT for skidding rig
dTimEnd: 2016-10-21T03:45:00+02:00
dTimStart: 2016-10-21T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded cantilever to well F-1 C
dTimEnd: 2016-10-21T04:00:00+02:00
dTimStart: 2016-10-21T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Performed post-skid checks.
Removed hatch in moonpool
Built scaffolding in moonpool and WH decks.
dTimEnd: 2016-10-21T04:45:00+02:00
dTimStart: 2016-10-21T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: R/U hoses for displacing riser to SW
dTimEnd: 2016-10-21T05:00:00+02:00
dTimStart: 2016-10-21T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lowered down and N/U NT2 connector
dTimEnd: 2016-10-21T05:15:00+02:00
dTimStart: 2016-10-21T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U cutter BHA and inner string. Inspected and cleaned threads on RT.
dTimEnd: 2016-10-21T06:15:00+02:00
dTimStart: 2016-10-21T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Engaged RT to Multibowl. Took 20 ton overpull to confirm.
M/U TDS
dTimEnd: 2016-10-21T07:00:00+02:00
dTimStart: 2016-10-21T06:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT to N/D tension system.
dTimEnd: 2016-10-21T07:15:00+02:00
dTimStart: 2016-10-21T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Load shifted weight from tension cylinders to TDS. Observed to increased weight on weight indicator.
dTimEnd: 2016-10-21T07:30:00+02:00
dTimStart: 2016-10-21T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Discussed plan ahead.
dTimEnd: 2016-10-21T08:15:00+02:00
dTimStart: 2016-10-21T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Displaced riser to SW by pumping 10 m3 SW at 100 lpm, return seen after 7 m3 pumped.
Meanwhile: Prepared to R/D tension cylinders.
dTimEnd: 2016-10-21T10:00:00+02:00
dTimStart: 2016-10-21T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D tension cylinders and boat collision stool.
Meanwhile: Prepared to pull Multibowl to drill floor.
dTimEnd: 2016-10-21T10:45:00+02:00
dTimStart: 2016-10-21T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled 20 ton overpull.
R/U return hoses to WH, secured same.
dTimEnd: 2016-10-21T11:00:00+02:00
dTimStart: 2016-10-21T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Staged up flow rate to 2400 lpm / 87 bar.
Cut riser at 134,9m.
dTimEnd: 2016-10-21T12:00:00+02:00
dTimStart: 2016-10-21T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D return hoses and valve outlets from Multibowl.
dTimEnd: 2016-10-21T12:30:00+02:00
dTimStart: 2016-10-21T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with inner string and riser to drill floor.
Disengaged Multibowl RT and R/B same in PRS.
dTimEnd: 2016-10-21T13:00:00+02:00
dTimStart: 2016-10-21T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U false rotary.
POOH and R/B inner string and cutter BHA.
dTimEnd: 2016-10-21T13:45:00+02:00
dTimStart: 2016-10-21T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U Multibowl RT.
dTimEnd: 2016-10-21T14:00:00+02:00
dTimStart: 2016-10-21T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with riser, cleaned off marine growth on centralizer deck.
Performed TBT for L/O Multibowl and tensioner joint.
dTimEnd: 2016-10-21T14:45:00+02:00
dTimStart: 2016-10-21T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
Cut riser. Significant wave height 1,8m.
R/D cutting machine
dTimEnd: 2016-10-21T17:00:00+02:00
dTimStart: 2016-10-21T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O Multibowl and tensioner joint.
R/D NT2 connector and Multibowl RT.
Meanwhile: Removed BX-elevator.
dTimEnd: 2016-10-21T18:00:00+02:00
dTimStart: 2016-10-21T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with riser (Lift #2). Cleaned off marine growth on centralizer deck.
dTimEnd: 2016-10-21T18:15:00+02:00
dTimStart: 2016-10-21T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U cutting machine
Cut riser. Significant wave height 1,9 m.
R/D cutting machine
dTimEnd: 2016-10-21T19:00:00+02:00
dTimStart: 2016-10-21T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O splash zone joint and upper pup joint.
POOH with riser (Lift #3).
dTimEnd: 2016-10-21T19:30:00+02:00
dTimStart: 2016-10-21T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U cutting machine
Cut riser. Significant wave height 1,5 m
R/D cutting machine
dTimEnd: 2016-10-21T20:00:00+02:00
dTimStart: 2016-10-21T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint (Lift #3).
POOH with riser (Lift #4). Cleaned off marine growth on centralizer deck.
Riser out of splash zone at 20:30
dTimEnd: 2016-10-21T20:30:00+02:00
dTimStart: 2016-10-21T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
Cut riser. Significant wave height 1,5m
R/D cutting machine
dTimEnd: 2016-10-21T20:45:00+02:00
dTimStart: 2016-10-21T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint (Lift #4).
POOH with riser (Lift #5). Cleaned off marine growth on centralizer deck.
dTimEnd: 2016-10-21T21:15:00+02:00
dTimStart: 2016-10-21T20:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
Cut riser.
R/D cutting machine
dTimEnd: 2016-10-21T21:45:00+02:00
dTimStart: 2016-10-21T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint (Lift #5).
POOH with riser (Lift #6). Cleaned off marine growth on centralizer deck.
dTimEnd: 2016-10-21T22:15:00+02:00
dTimStart: 2016-10-21T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U cutting machine
Cut riser.
R/D cutting machine
dTimEnd: 2016-10-21T22:30:00+02:00
dTimStart: 2016-10-21T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/O riser joint (Lift #6).
POOH and L/O stress joint and lower pup joint (Lift #7).
dTimEnd: 2016-10-21T23:00:00+02:00
dTimStart: 2016-10-21T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor
dTimEnd: 2016-10-21T23:15:00+02:00
dTimStart: 2016-10-21T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed moon pool hatches and removed scaffolding.
Meanwhile: Prepared to skid rig

**** END OF REPORT ****
dTimEnd: 2016-10-22T00:00:00+02:00
dTimStart: 2016-10-21T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: