Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1997-07-24T00:00:00+02:00 to 1997-07-25T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 169.6
operator: Statoil
rigAlias: name: BYFORD DOLPHIN
name: 341331
Status:
dTim: 1997-07-25T00:00:00+02:00
dTimDiaHoleStart: 1997-07-23T03:00:00+02:00
distDrill: -999.99
elevKelly: 25
fixedRig: false
forecast24Hr: TIH & SET BAKER WHIPSTOCK & MILL WINDOW IN 9 5/8" CASING.
hpht: 0
md: -999.99
mdCsgLast: 4643
mdDiaHoleStart: 32080
mdPlanned: -999.99
mdPlugTop: 2203
reportNo: 9
ropCurrent: -999.99
sum24Hr: ATLAS E/LINE HAD PROBLEMS WITH CCL & SETTING TOOL - SUCCESSFULLY
SOLVED PROBLEMS. SET 9 5/8" BRIDGE-PLUG AT 2203M. RD ATLAS. TESTED
CASING & PLUG TO 345 BAR FOR 10 MIN.
tightWell: 0
waterDepth: 84
wellheadElevation: 106.5
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: CONT. POOH W/ 3-1/2" CMT STINGER FROM 750 M. RACKED SAME IN DERRICK.
dTimEnd: 1997-07-24T01:30:00+02:00
dTimStart: 1997-07-24T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: R/U ATLAS WIRELINE.
dTimEnd: 1997-07-24T03:00:00+02:00
dTimStart: 1997-07-24T01:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: RIH W/ 9-5/8" BRIDGE-PLUG ON ATLAS WIRELINE. CCL QUIT WORKING. POOH. CHANGED OUT CCL.
dTimEnd: 1997-07-24T05:00:00+02:00
dTimStart: 1997-07-24T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: fail
stateDetailActivity: equipment failure
comments: RIH W/ 9-5/8" BRIDGE-PLUG ON ATLAS WIRELINE.
dTimEnd: 1997-07-24T06:00:00+02:00
dTimStart: 1997-07-24T05:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: ATLAS WIRELINE RIH WITH 9 5/8" BRIDGE-PLUG. CCL FAILED AGAIN AT 750M. POOH WITH BRIDGE-PLUG; OUT OF HOLE AT 0715 HRS. ATLAS REPAIRED CCL PROBLEM.
dTimEnd: 1997-07-24T08:00:00+02:00
dTimStart: 1997-07-24T06:00:00+02:00
md: 750
phase: fixed
proprietaryCode: interruption -- repair
state: fail
stateDetailActivity: equipment failure
comments: RIH WITH BRIDGE-PLUG ON ATLAS E/LINE TO 2200 M. ELECTRICAL PROBLEM PREVENTED BAKER SETTING TOOL FROM SETTING BRIDGE-PLUG. POOH WITH BRIDGE-PLUG; OUT OF HOLE AT 1140 HRS.
dTimEnd: 1997-07-24T12:00:00+02:00
dTimStart: 1997-07-24T08:00:00+02:00
md: 2200
phase: fixed
proprietaryCode: interruption -- repair
state: fail
stateDetailActivity: equipment failure
comments: ATLAS WORKED ON TROUBLESHOOTING PROBLEM WITH SETTING TOOL.RETERMINATED CABLE HEAD. FLEW SETTING TOOL FIRING HEAD OUT TO RIG; REPLACED SAME. ATLAS CHECKED TOOL & MU 9 5/8" BRIDGE-PLUG.
dTimEnd: 1997-07-24T20:30:00+02:00
dTimStart: 1997-07-24T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: fail
stateDetailActivity: equipment failure
comments: RIH WITH BRIDGE-PLUG ON E/LINE. LOCATED CASING COLLAR & SET TOP OF BRIDGE-PLUG 1,5 M BELOW COLLAR - AT 2203 M. POOH WITH E/LINE & SETTING TOOL. WITH B/S RAMS CLOSED, STARTED PRESSURING-UP ON 9 5/8" X 10 3/4" STRING WHILE RD ATLAS E/LINE.
dTimEnd: 1997-07-25T00:00:00+02:00
dTimStart: 1997-07-24T20:30:00+02:00
md: 2203
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: