Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-04-19T00:00:00+02:00 to 2009-04-20T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-04-20T00:00:00+02:00
dTimDiaHoleStart: 2009-04-11T00:30:00+02:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Hook up tension cylinders and tranfer tension to Centralizer deck. Install BOP and make up BOP connector. Run BOP test plug and test connector. Install overshot joint and diverter. Test IBOP. Make repairs on TDS centralizer assembly.
hpht: 0
md: 1400
mdCsgLast: 1388.9
mdDiaHoleStart: 207
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 14
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Ran and landed HPDR and connected to wellhead. Locked TBC. Built scaffolding. Filled HPDR with seawater. Tested 20" casing / HPDR to 195 bar. Installed centralizers, stool and tensioner assembly at Centralizer deck.
tightWell: 0
tvd: 1341
tvdCsgLast: 1331.7
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Tested flange to 3000 psi with handpump. Installed bolt caps and fairings on flange.
dTimEnd: 2009-04-19T01:15:00+02:00
dTimStart: 2009-04-19T00:00:00+02:00
md: 23
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with HPDR and located TBC on Centralizer deck. Ran guidewires. Caught guidewires through well slot and threaded same through ROV hooks above HPDR riser. Ran 6T tugger/guidewire to seabed and attached same. Ran 10T tugger/guidewire to sealevel.
dTimEnd: 2009-04-19T02:30:00+02:00
dTimStart: 2009-04-19T01:15:00+02:00
md: 34
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran HPDR riser to 52 m MD and hung off in spider.
dTimEnd: 2009-04-19T03:00:00+02:00
dTimStart: 2009-04-19T02:30:00+02:00
md: 52
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Brought double "C" from Cantilever to drillfloor by simultaneous lift by deck crane and TDS. Removed handling flange on double "B". Inspected and refurbished flanges.
dTimEnd: 2009-04-19T03:45:00+02:00
dTimStart: 2009-04-19T03:00:00+02:00
md: 52
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed double "C" onto double "B". Made up riser flange using bolt tensioner tool. Tested flange to 3000 psi with handpump.
dTimEnd: 2009-04-19T05:30:00+02:00
dTimStart: 2009-04-19T03:45:00+02:00
md: 52
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed bolt caps and fairings. Ran HPDR to 82 m MD and hung off in spider.
dTimEnd: 2009-04-19T06:00:00+02:00
dTimStart: 2009-04-19T05:30:00+02:00
md: 82
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Brought double "D" to drillfloor by simultaneous lift by deck crane and TDS. Removed handling flange type "C" from double "C". Cleaned and refurbished flanges. Landed double "D" onto double "C".
dTimEnd: 2009-04-19T06:45:00+02:00
dTimStart: 2009-04-19T06:00:00+02:00
md: 82
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up riser flange using bolt tensioner tools.
dTimEnd: 2009-04-19T08:15:00+02:00
dTimStart: 2009-04-19T06:45:00+02:00
md: 82
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed bolt caps and fairings.
dTimEnd: 2009-04-19T08:45:00+02:00
dTimStart: 2009-04-19T08:15:00+02:00
md: 82
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran HPDR from 82 m to 105 m MD.
dTimEnd: 2009-04-19T09:00:00+02:00
dTimStart: 2009-04-19T08:45:00+02:00
md: 105
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Brought BOP/tension joint double "E" to drillfloor by simultaneous lift by deck crane and TDS. Removed handling flange type "C" from double "D". Cleaned and refurbished flanges. Landed double "E" onto double "D".
dTimEnd: 2009-04-19T09:45:00+02:00
dTimStart: 2009-04-19T09:00:00+02:00
md: 105
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up riser flange using bolt tensioner tools. Installed bolt caps and fairings.
dTimEnd: 2009-04-19T11:30:00+02:00
dTimStart: 2009-04-19T09:45:00+02:00
md: 105
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Rigged tuggers for removing riser spider. Split and removed riser spider.
dTimEnd: 2009-04-19T12:45:00+02:00
dTimStart: 2009-04-19T11:30:00+02:00
md: 105
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran HPDR from 105 m to 130 m MD. Installed outer ring and master bushing in rotary.
dTimEnd: 2009-04-19T13:45:00+02:00
dTimStart: 2009-04-19T12:45:00+02:00
md: 130
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up stand of 5 1/2" HWDP to TDS and Claxton tool.
dTimEnd: 2009-04-19T14:00:00+02:00
dTimStart: 2009-04-19T13:45:00+02:00
md: 130
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Run in with HPDR and stabbed TBC into RLGF. Observed VX ring out of position. Used ROV arm to push VX ring in correct position. Verified correct orientation of valve panel on TBC. Observed sufficient connector swallow over wellhead in RLGF window.
dTimEnd: 2009-04-19T14:30:00+02:00
dTimStart: 2009-04-19T14:00:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Re arranged RLGF slings. Split RLGF and removed by ROV.  Meanwhile prepared to install hatches and built scaffolding.
dTimEnd: 2009-04-19T16:00:00+02:00
dTimStart: 2009-04-19T14:30:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Landed TBC on 18 3/4" wellhead, set dwon 15 mT on wellhead. Ran hotstab and engaged same in TBC receptacle. Locked TBC by applying 3000 psi. Issued intruction to start up adjacent wells at 17:00.
dTimEnd: 2009-04-19T17:00:00+02:00
dTimStart: 2009-04-19T16:00:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Took 15 MT overpull, i.e. 140 MT on block to test tie-back connector - ok. Installed hathces on Weatherdeck. built scaffolding on Weatherdeck to access Claxton tool.
dTimEnd: 2009-04-19T19:30:00+02:00
dTimStart: 2009-04-19T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbox talk for pressure test. Lined up cement unit to pump down string. Topped up HPDR with 8 m3 seawater. Instatalled weco cap on Calxton tool.
dTimEnd: 2009-04-19T21:00:00+02:00
dTimStart: 2009-04-19T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pressure tested HPDR and 20" casing to 20/195 bar 5/10 min - ok. volume pumped and bled back 2850 liter. Maintained 140 MT block weight when pressuring up and bleeding off. Observed sudden jump in block weight (10 MT) when pressuring up. Investigated and found that plug of cement had been released through the 30" conductor cementing ports (observed by ROV).
dTimEnd: 2009-04-19T22:00:00+02:00
dTimStart: 2009-04-19T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed centralizers, plastic and brass bushings in Centralizer deck. Meanwhile released BOP NT-2 connector from stump.
dTimEnd: 2009-04-20T00:00:00+02:00
dTimStart: 2009-04-19T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: