Daily Drilling Report
Well: NO 15/9-F-11
Report period: 2013-04-03T00:00:00+02:00 to 2013-04-04T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-09
daysBehind: 17.7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-04-04T00:00:00+02:00
dTimDiaHoleStart: 2013-03-23T05:30:00+01:00
diaHole: 26
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run and land 20" casing.
Cement 20" casing.

hpht: 0
md: 1365
mdCsgLast: 202.3
mdDiaHoleStart: 257
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 29
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Troubleshoot and repaired PDM (Pipe Deck Machine) Replaced solenoid valve.
Ran in hole with 20" casing from 36 m MD to 656 m MD.
tightWell: 0
tvd: 1345.5
tvdCsgLast: 202
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2013-04-03T08:00:00+02:00
density: 1.35
locationSample: Active pit
md: 455
mudClass: water based
presBopRating: 345
pv: 32
type: KCl/Polymer/GEM
visFunnel: -999.99
yp: 14
Pore pressure:
Survey stations:
Activities:
comments: Troubleshoot and repaired PDM (Pipe Deck Machine) Replaced solenoid valve.

Meanwhile: Performed general maintenance.
dTimEnd: 2013-04-03T03:00:00+02:00
dTimStart: 2013-04-03T00:00:00+02:00
md: 36
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Ran in hole with 20" casing from 36 m MD to 150 m MD. Average running speed 2,2 joints/hour.
Filled every joint.
dTimEnd: 2013-04-03T07:00:00+02:00
dTimStart: 2013-04-03T03:00:00+02:00
md: 150
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held pre-job meeting with oncoming crews prior to run 20" casing.
Checked all equipment and barriers. 


dTimEnd: 2013-04-03T07:30:00+02:00
dTimStart: 2013-04-03T07:00:00+02:00
md: 188
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up and installed casing circulation tool. Tested circulation tool, experienced TDS wash pipe leaking.
dTimEnd: 2013-04-03T09:30:00+02:00
dTimStart: 2013-04-03T07:30:00+02:00
md: 188
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Replaced TDS wash pipe and pressure tested same to 100 bar / 10 minutes.

Meanwhile changed leaking hydraulic fittings on elevators.
dTimEnd: 2013-04-03T11:30:00+02:00
dTimStart: 2013-04-03T09:30:00+02:00
md: 188
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran in hole with 20" casing from 188 m MD to 201 m MD.
dTimEnd: 2013-04-03T12:30:00+02:00
dTimStart: 2013-04-03T11:30:00+02:00
md: 201
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cross threaded box joint 105 with pin joint 104, unable to obtain required torque. Decided to lay down both joints. Observed problems with laying down casing joints using HTS.
dTimEnd: 2013-04-03T13:00:00+02:00
dTimStart: 2013-04-03T12:30:00+02:00
md: 201
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Decided to lay down joints manually using deck crane.
Performed toolbox talk prior to laying down the joints.
Laid out 2 x damaged joint to deck using deck crane.
dTimEnd: 2013-04-03T14:00:00+02:00
dTimStart: 2013-04-03T13:00:00+02:00
md: 201
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Ran in hole with 20" casing from 201 m MD to 656 m MD.  Average running speed 3-5 joints/hour.
Filled every joint with SW.
Performed pre-job meeting with oncoming crews prior to run 20".
Checked all equipment and barriers. 

dTimEnd: 2013-04-04T00:00:00+02:00
dTimStart: 2013-04-03T14:00:00+02:00
md: 656
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: