Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2016-10-10T00:00:00+02:00 to 2016-10-11T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-11T00:00:00+02:00
dTimDiaHoleStart: 2016-10-01T15:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - RIH with PR cutter BHA and multibowl pulling tool
- Removed tension cylinders
- Wait on supply boat with remaining equipment for pulling production riser
- Pull production riser
hpht: 0
md: -999.99
mdCsgLast: 3508
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2755
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 10
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Waited on equipment to pull production riser
- L/D 5 1/2" DP from set-back
- Secured BOP on test stump
- Removed hoses and cables from WH
- Removed hatches
tightWell: 0
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited on supply boat with equipment for pulling production riser

Meanwhile:
L/O 3 1/2" DP from set-back.
Meanwhile: Performed PMs.
dTimEnd: 2016-10-10T13:15:00+02:00
dTimStart: 2016-10-10T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited on supply boat with equipment for pulling production riser

Meanwhile:
Canged handling equipment to handle 5 1/2" DP.
L/O 5 1/2" DP from set-back.
dTimEnd: 2016-10-10T15:00:00+02:00
dTimStart: 2016-10-10T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Continued L/O 5 1/2" DP from set-back.
Meanwhile:
Removed remaining hoses and electrical cables from WH
dTimEnd: 2016-10-10T19:00:00+02:00
dTimStart: 2016-10-10T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for L/D diverter
dTimEnd: 2016-10-10T19:15:00+02:00
dTimStart: 2016-10-10T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U and attached lifting equipment to TDS and diverter.
L/O diverter and secured same on main deck.
Removed diverter lifting equipment from TDS.
Meanwhile: Performed TBT for building scaffolding around BOP connector on test stump.
dTimEnd: 2016-10-10T20:45:00+02:00
dTimStart: 2016-10-10T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared 1502 hoses/chiksan at WH
Built scaffolding around BOP.
dTimEnd: 2016-10-10T21:30:00+02:00
dTimStart: 2016-10-10T20:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: N/U BOP NT2 connector on test stump.
Prepared lifting equipment on moonpool hatch.
Lifted multibowl NT2 connector to drill floor.
Lifted PR cutter BHA to HTS
dTimEnd: 2016-10-10T22:15:00+02:00
dTimStart: 2016-10-10T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued N/U BOP NT2 connector on test stump
dTimEnd: 2016-10-10T23:00:00+02:00
dTimStart: 2016-10-10T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed hatch in moonpool.
dTimEnd: 2016-10-11T00:00:00+02:00
dTimStart: 2016-10-10T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: