Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-15T00:00:00+02:00 to 2008-06-16T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-16T00:00:00+02:00
dTimDiaHoleStart: 2008-06-15T15:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue RIH with 7" liner from 600m to 1072m. MU liner hanger/RT. RD casing handling equipment, RU DP handling equipment. RIH with liner on DP. Set liner hanger. 
hpht: 0
md: 3750
mdCsgLast: 2783.5
mdDiaHoleStart: 3750
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 61
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: POOH with 8½" drilling BHA from 1919m to 138m. Laid out 8½" drilling BHA. Rigged up and RIH with 7" liner from surface to 600m. Found Overshot Packer leaking.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 2728.3
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-15T04:00:00+02:00
density: 1.36
locationSample: Active pit
md: 3750
mudClass: oil based
presBopRating: 690
pv: 25
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 7.5
dTim: 2008-06-15T18:00:00+02:00
density: 1.36
locationSample: Active pit
md: 3750
mudClass: oil based
presBopRating: 690
pv: 25
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 7.5
Pore pressure:
dTim: 2008-06-16T00:00:00+02:00
equivalentMudWeight: 1.02
md: 3006
readingKind: measured
Survey stations:
Activities:
comments: Continued POOH with 8½" drilling BHA from 3092m to 2689m into 9 5/8 casing. Trip time in open hole 403 m/hour.

dTimEnd: 2008-06-15T01:00:00+02:00
dTimStart: 2008-06-15T00:00:00+02:00
md: 2689
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Took flow check. In the 9 5/8" shoe.

dTimEnd: 2008-06-15T01:15:00+02:00
dTimStart: 2008-06-15T01:00:00+02:00
md: 2689
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Function tested BOP. Started service the TDS.
dTimEnd: 2008-06-15T01:30:00+02:00
dTimStart: 2008-06-15T01:15:00+02:00
md: 2689
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Took drag and torque reading. 10 rpm =  5.0 kNm, 20 rpm = 5.0 kNm and 30 rpm = 6.0 kNm. Up/down weight 154/135 MT rotation 142 MT, stretch 1.5m.
dTimEnd: 2008-06-15T01:45:00+02:00
dTimStart: 2008-06-15T01:30:00+02:00
md: 2689
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued servicing TDS and both PRS's. Meanwhile flushed choke and kill lines.

dTimEnd: 2008-06-15T04:00:00+02:00
dTimStart: 2008-06-15T01:45:00+02:00
md: 2689
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Continued POOH with 8½" drilling BHA from 2689m to 1919m. Trip time 385 m/hour. Dropped 2 3/4" drift in std # 40.
dTimEnd: 2008-06-15T06:00:00+02:00
dTimStart: 2008-06-15T04:00:00+02:00
md: 2
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued POOH with 8½" drilling BHA from 1919m to 1116. Trip time in open hole 357 m/hour. 

dTimEnd: 2008-06-15T08:15:00+02:00
dTimStart: 2008-06-15T06:00:00+02:00
md: 1116
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Changed to 5" DP handling equipment.

dTimEnd: 2008-06-15T08:30:00+02:00
dTimStart: 2008-06-15T08:15:00+02:00
md: 1116
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued POOH with 8½" drilling BHA from 1116m to 138m. Trip time 782 m/hour.

dTimEnd: 2008-06-15T09:45:00+02:00
dTimStart: 2008-06-15T08:30:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flow checked well, well static. Simultaneously held tool box talk prior to POOH and lay out 8½" drilling BHA.

dTimEnd: 2008-06-15T10:00:00+02:00
dTimStart: 2008-06-15T09:45:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH and racked back HWDP std's.

dTimEnd: 2008-06-15T10:15:00+02:00
dTimStart: 2008-06-15T10:00:00+02:00
md: 91
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed PS-21 slips and installed master bushing.

dTimEnd: 2008-06-15T11:00:00+02:00
dTimStart: 2008-06-15T10:15:00+02:00
md: 91
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor.

dTimEnd: 2008-06-15T11:30:00+02:00
dTimStart: 2008-06-15T11:00:00+02:00
md: 91
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Installed elevator rotator.

dTimEnd: 2008-06-15T11:45:00+02:00
dTimStart: 2008-06-15T11:30:00+02:00
md: 91
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Laid out jars.

dTimEnd: 2008-06-15T12:00:00+02:00
dTimStart: 2008-06-15T11:45:00+02:00
md: 81
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH and racked back HWDP std.

dTimEnd: 2008-06-15T12:15:00+02:00
dTimStart: 2008-06-15T12:00:00+02:00
md: 62
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH and laid out 8½" drilling BHA.

dTimEnd: 2008-06-15T15:15:00+02:00
dTimStart: 2008-06-15T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleared and cleaned rig floor.

dTimEnd: 2008-06-15T15:30:00+02:00
dTimStart: 2008-06-15T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Held tool box and rigged up 7" liner handling equipment.

dTimEnd: 2008-06-15T17:45:00+02:00
dTimStart: 2008-06-15T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk and picked/made up 7" shoe and intermediate.

dTimEnd: 2008-06-15T19:00:00+02:00
dTimStart: 2008-06-15T17:45:00+02:00
md: 25
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool/SJA box talk prior to RIH with 7" liner.

dTimEnd: 2008-06-15T19:30:00+02:00
dTimStart: 2008-06-15T19:00:00+02:00
md: 25
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Night shift held BOP drill.

dTimEnd: 2008-06-15T19:45:00+02:00
dTimStart: 2008-06-15T19:30:00+02:00
md: 25
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Flow checked 7" float prior. RIH with 7" liner from surface to 217m. Filled first 5 singles, and after every 5'th jnt. Trip time 51m/hour.
dTimEnd: 2008-06-16T00:00:00+02:00
dTimStart: 2008-06-15T19:45:00+02:00
md: 217
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: