Daily Drilling Report
Well: NO 15/9-F-7
Report period: 2016-10-23T00:00:00+02:00 to 2016-10-24T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-05-01T00:00:00+02:00
dateDrillComplete: 2007-10-04
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-24T00:00:00+02:00
dTimDiaHoleStart: 2016-07-28T10:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: -999.99
mdCsgLast: 1062
mdDiaHoleStart: 1
mdPlanned: -999.99
presTestType: leak off test
reportNo: 5
ropCurrent: -999.99
sum24Hr: - Installed hatches
tightWell: 0
tvdCsgLast: 1056.7
waterDepth: 91
wellheadElevation: 139.8
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued lifting remaining 8 ea cylinders from WH to drill floor.
Removed scafflding in moonpool and WH decks.
dTimEnd: 2016-10-23T01:00:00+02:00
dTimStart: 2016-10-23T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed hatches in moonpool and WH decks

**** END OF REPORT ****
dTimEnd: 2016-10-23T01:45:00+02:00
dTimStart: 2016-10-23T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: