Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-25T00:00:00+01:00 to 2008-01-26T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-26T00:00:00+01:00
dTimDiaHoleStart: 2008-01-24T14:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 7" tubing from 625 to 2000 m MD.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 123
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: MU and tested DHPG and chemical injection mandrel. Ran 7" tubing from 110 m to 625 m MD.
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-25T20:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: 3520
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-26T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Attempted to MU and run 7" tubing joints. Had to LO out 2 joints.
dTimEnd: 2008-01-25T01:00:00+01:00
dTimStart: 2008-01-25T00:00:00+01:00
md: 100
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: WOW due to high winds up to 71 knop. Crane was not able to lift DHPG on to drill floor and could not RU sheave weel for DHPG and chemical injection line in derrick.

Meanwhile continued MU and run 3 x 7" tubing joints. Had to LO out 1 joint.
dTimEnd: 2008-01-25T06:00:00+01:00
dTimStart: 2008-01-25T01:00:00+01:00
md: 100
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW due to high winds up to 60 knop. Crane was not able to lift DHPG on to drill floor and could not RU sheave weel for DHPG and chemical injection line in derrick.

dTimEnd: 2008-01-25T07:00:00+01:00
dTimStart: 2008-01-25T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Installed control line sheave in high strength wire in derrick. Held on to sheave with PRS racking arm to avoid it from moving in the wind.
dTimEnd: 2008-01-25T09:00:00+01:00
dTimStart: 2008-01-25T07:00:00+01:00
md: 100
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: POOH to check collar that was changed out on second joint below gauge carrier. Verified correct length on tubing compared to tally.
dTimEnd: 2008-01-25T10:30:00+01:00
dTimStart: 2008-01-25T09:00:00+01:00
md: 100
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box meeting prior to PU gauge assembly. 

MU and RIH with DHPG/Asphalthene assembly. Installed one tubing joint above DHPG and positioned assembly in working hight. PU and terminated cable to DHPG. Function checked gauge. 

Connected chemical injection line. Tested line and installed protector clamps.
dTimEnd: 2008-01-25T17:30:00+01:00
dTimStart: 2008-01-25T10:30:00+01:00
md: 110
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7" tubing, cable and clamps from 110 m to 145 m MD. Maintained 100 bar pressure on chemical injection line while RIH.
dTimEnd: 2008-01-25T20:15:00+01:00
dTimStart: 2008-01-25T17:30:00+01:00
md: 145
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Installed AFT rollers to HTS and function tested same.
dTimEnd: 2008-01-25T20:45:00+01:00
dTimStart: 2008-01-25T20:15:00+01:00
md: 145
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7" tubing, cable and clamps from 145 m to 286 m MD. Maintained 100 bar pressure on chemical injection line while RIH.
dTimEnd: 2008-01-26T00:00:00+01:00
dTimStart: 2008-01-25T20:45:00+01:00
md: 286
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: