Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-11-29T00:00:00+01:00 to 2008-11-30T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-11-30T00:00:00+01:00
dTimDiaHoleStart: 2008-11-29T13:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 4090
mdCsgLast: 2534
mdDiaHoleStart: 4090
mdPlanned: -999.99
mdStrengthForm: 1381
presTestType: formation integrity test
reportNo: 56
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: None
tightWell: 0
tvd: 3178
tvdCsgLast: 2348.8
tvdStrengthForm: 1349
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Perform Gyro rotation shots at 2251m.

dTimEnd: 2008-11-29T00:15:00+01:00
dTimStart: 2008-11-29T00:00:00+01:00
md: 2251
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Continued POOH from 2251m to 1885m. Due to Gyro, pipe to be stationary in slips for 2 min. before continue POOH. Tripping speed 488 m/hr.
dTimEnd: 2008-11-29T01:00:00+01:00
dTimStart: 2008-11-29T00:15:00+01:00
md: 1885
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Changed out handling equipment from 5½" to 5".
dTimEnd: 2008-11-29T01:30:00+01:00
dTimStart: 2008-11-29T01:00:00+01:00
md: 1885
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Continued POOH with 5" pipe from 1885-1724m. Due to Gyro, pipe to be stationary in slips for 2 min. before continue POOH. Tripping speed 322 m/hr.
dTimEnd: 2008-11-29T02:00:00+01:00
dTimStart: 2008-11-29T01:30:00+01:00
md: 1724
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Perform Gyro rotation shots at 1724m.

dTimEnd: 2008-11-29T02:30:00+01:00
dTimStart: 2008-11-29T02:00:00+01:00
md: 1724
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Continued POOH with 5" pipe from 1724m to 1194m. Due to Gyro, pipe to be stationary in slips for 2 min. before continue POOH. Tripping speed 424 m/hr.

dTimEnd: 2008-11-29T03:45:00+01:00
dTimStart: 2008-11-29T02:30:00+01:00
md: 1194
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Perform Gyro rotation shots at 1194m.

dTimEnd: 2008-11-29T04:15:00+01:00
dTimStart: 2008-11-29T03:45:00+01:00
md: 1194
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Continued POOH with 5" pipe from 1194m to 706m. Due to Gyro, pipe to be stationary in slips for 2 min. before continue POOH. Tripping speed 488 m/hr.

dTimEnd: 2008-11-29T05:15:00+01:00
dTimStart: 2008-11-29T04:15:00+01:00
md: 706
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Perform Gyro rotation shots at 706m. Problems with PS-21 slip.

dTimEnd: 2008-11-29T05:45:00+01:00
dTimStart: 2008-11-29T05:15:00+01:00
md: 706
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: PS-21 slips unable to hold DP. Investigated problem.

dTimEnd: 2008-11-29T06:00:00+01:00
dTimStart: 2008-11-29T05:45:00+01:00
md: 706
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Repaired PS-21 slips.

dTimEnd: 2008-11-29T06:15:00+01:00
dTimStart: 2008-11-29T06:00:00+01:00
md: 706
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Continued POOH with 5" pipe from 706m to 217m. Due to Gyro, pipe to be stationary in slips for 2 min. before continue POOH.

dTimEnd: 2008-11-29T07:30:00+01:00
dTimStart: 2008-11-29T06:15:00+01:00
md: 217
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Flow checked - well static. Meanwhile reset Diagnostic work station, serviced and maintenance on AFT PRS.

dTimEnd: 2008-11-29T08:30:00+01:00
dTimStart: 2008-11-29T07:30:00+01:00
md: 217
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Continued POOH with 5'' HWDP and 8½" BHA. Laid out BHA.

dTimEnd: 2008-11-29T11:45:00+01:00
dTimStart: 2008-11-29T08:30:00+01:00
md: 40
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Pulled radioactive source to rig floor and removed from BHA into safe container.

dTimEnd: 2008-11-29T12:30:00+01:00
dTimStart: 2008-11-29T11:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Continued laying down 8½" BHA.

dTimEnd: 2008-11-29T13:30:00+01:00
dTimStart: 2008-11-29T12:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Cleared rig floor.

dTimEnd: 2008-11-29T13:45:00+01:00
dTimStart: 2008-11-29T13:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Rigged up to RIH with 3½'' Drill pipe.

dTimEnd: 2008-11-29T14:45:00+01:00
dTimStart: 2008-11-29T13:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Held tool box talk and RIH with 3½'' Drill pipe from surface to 250m, in singles picked up from cantilever. Tripping speed 143m/hr

dTimEnd: 2008-11-29T16:30:00+01:00
dTimStart: 2008-11-29T14:45:00+01:00
md: 250
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Changed to 5'' handling equipment.

dTimEnd: 2008-11-29T17:00:00+01:00
dTimStart: 2008-11-29T16:30:00+01:00
md: 250
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: RIH with 5'' Drill Pipe from 250m to 1676m. Tripping speed 713m/hr
dTimEnd: 2008-11-29T19:00:00+01:00
dTimStart: 2008-11-29T17:00:00+01:00
md: 1676
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Held tool box talk, performed checks and emptied trip tank.

dTimEnd: 2008-11-29T19:15:00+01:00
dTimStart: 2008-11-29T19:00:00+01:00
md: 1676
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with 5'' Drill Pipe from 1676m to 1961m. Tripping speed 570m/hr.

dTimEnd: 2008-11-29T19:45:00+01:00
dTimStart: 2008-11-29T19:15:00+01:00
md: 1961
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Changed to 5½" handling equipment.

dTimEnd: 2008-11-29T20:15:00+01:00
dTimStart: 2008-11-29T19:45:00+01:00
md: 1961
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: RIH with 5½'' Drill Pipe from 1961m to 2534m. Reduced running speed due to hole not taking correct volume. Tripping speed 573m/hr.

dTimEnd: 2008-11-29T21:15:00+01:00
dTimStart: 2008-11-29T20:15:00+01:00
md: 2534
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: RIH open hole from 2534m to 2648m. Performed kick drill 41 sec.

dTimEnd: 2008-11-29T21:45:00+01:00
dTimStart: 2008-11-29T21:15:00+01:00
md: 2648
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Flow checked well on trip tank, 670l gain in 7 minutes.
dTimEnd: 2008-11-29T22:00:00+01:00
dTimStart: 2008-11-29T21:45:00+01:00
md: 2648
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Shut in well on UPR pipe ram. Monitored pressure build up on choke.
No pressure build up seen. Heavy rain, rain water into well 6 l/min.
dTimEnd: 2008-11-29T22:30:00+01:00
dTimStart: 2008-11-29T22:00:00+01:00
md: 2648
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Opened choke and flow checked with fully open choke - well static.

dTimEnd: 2008-11-29T22:45:00+01:00
dTimStart: 2008-11-29T22:30:00+01:00
md: 2648
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Flushed across BOP prior to opening same.

dTimEnd: 2008-11-29T23:00:00+01:00
dTimStart: 2008-11-29T22:45:00+01:00
md: 2648
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Broke out FOSV and made ready for tripping.

dTimEnd: 2008-11-29T23:15:00+01:00
dTimStart: 2008-11-29T23:00:00+01:00
md: 2648
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lined up to run in on active pit due to large amounts of rain water going into mud.

dTimEnd: 2008-11-29T23:30:00+01:00
dTimStart: 2008-11-29T23:15:00+01:00
md: 2648
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued RIH from 2648m to 2884m.

dTimEnd: 2008-11-30T00:00:00+01:00
dTimStart: 2008-11-29T23:30:00+01:00
md: 2884
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
Lithology and shows: