Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-01-31T00:00:00+01:00 to 2009-02-01T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-01T00:00:00+01:00
dTimDiaHoleStart: 2009-01-27T01:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run in with Production Riser. Land the riser and lock the TBC.
hpht: 0
md: 2920
mdCsgLast: 2914.8
mdDiaHoleStart: 2971
mdPlanned: -999.99
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 14
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Waited on weather for running production riser. Performed general PM. Prepared for running production riser.
tightWell: 0
tvd: 2748
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited on weather to run production riser.

Meanwhile :
-Performed NDT on drilling equipment.
-Re-landed and MU NT2 connector on BOP stump. Prepared for pressure testing BOP.
-Finished trouble shooting on pipe handler (HTS) alignement.
-Removed tension sylinders from rig floor.
-Removed riser spider and installed master bushings to access iron roughneck.
-Started to disassemble aft iron roughneck.
-Performed maintenace on kill and standpipe manifolds.
dTimEnd: 2009-01-31T06:00:00+01:00
dTimStart: 2009-01-31T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather to run production riser.

Meanwhile :
-Instructed used of deluge/foam system on wellhead to crew as a part off weekly drill.
-Pressure tested BOP on stump. Ok.
-Disassembled and moved aft iron roughneck.
-Disconnected fwd iron roughneck and moved to aft position.
-Installed iron roughneck in aft position.
-Installed two-part nylon protector guides and tension ring on F-15.
-Vibration tested slurry pump.
dTimEnd: 2009-02-01T00:00:00+01:00
dTimStart: 2009-01-31T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: