Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-10-16T00:00:00+02:00 to 2008-10-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-10-17T00:00:00+02:00
dTimDiaHoleStart: 2008-10-12T22:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH BHA #2 lay out guns. Secure well closing the Swab and install XMT cap on WL BOP. Started water injection.
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 12
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Perforated interval 3619m - 3622m and 3605m - 3608m in two runs.
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Prepared firing head and made up same to the 3 3/8" gun.

dTimEnd: 2008-10-16T01:00:00+02:00
dTimStart: 2008-10-16T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Made up lubricator and leak tested In-SiTu connection to 345 bars. Pulled BHA up into the tool catcher.

dTimEnd: 2008-10-16T01:30:00+02:00
dTimStart: 2008-10-16T01:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box talk and opened HMV and applied 520 bars to the DHSV. Equalized across the DHSV with the Cmt unit pumping 100% MEG. DHSV opened at 33 bars SIWHP. Bled off surface lines.

dTimEnd: 2008-10-16T03:00:00+02:00
dTimStart: 2008-10-16T01:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RIH with 3 3/8" gun from surface to 3420m. 

Parallel activity: Held tool box/SJA meeting prior to move the FWD PRS out into park position.

dTimEnd: 2008-10-16T06:00:00+02:00
dTimStart: 2008-10-16T03:00:00+02:00
md: 3420
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued RIH with perforating guns on WL from 3420m - 3640m. Stopped RIH and bled off WHP to approx. 1 bars.

Parallel activity: Unable to work in derrick, due to high wind.

dTimEnd: 2008-10-16T11:15:00+02:00
dTimStart: 2008-10-16T06:00:00+02:00
md: 3640
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Correlated and positioned guns. Perforated interval from 3619m to 3622m.

dTimEnd: 2008-10-16T11:45:00+02:00
dTimStart: 2008-10-16T11:15:00+02:00
md: 3624
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH with perforation gun from 3624m to surface.

dTimEnd: 2008-10-16T14:00:00+02:00
dTimStart: 2008-10-16T11:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: At surface closed the HMV, bled off pressure in the lub/riser and inflow tested HMV.

Parallel activity: Climber up in derrick and evaluated rigging up to be able to move FWD PRS.

dTimEnd: 2008-10-16T14:45:00+02:00
dTimStart: 2008-10-16T14:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Broke lubricator and laid out 3 3/8" guns all shots fired.

Parallel activity: Unable to work in derrick, due to high wind.

dTimEnd: 2008-10-16T16:30:00+02:00
dTimStart: 2008-10-16T14:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Made new firing head. Picked up new 3 3/8" guns and lowered into the BOP/riser and connected up to the firing head. Picked up BHA into the lubricator and found guns floated with water. 

dTimEnd: 2008-10-16T18:00:00+02:00
dTimStart: 2008-10-16T16:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Laid down 3 3/8" guns and picked up back-up with orientated weight made up. Lowered into the BOP/riser and made up guns to firing head.

dTimEnd: 2008-10-16T19:15:00+02:00
dTimStart: 2008-10-16T18:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: Made up the In-SiTu sub and leak tested to 150bars 10 min. Line up to the Cmt unit and filled the riser/BOP/lub with 100 % MEG.  Applied 11 bars and equalized across the XMT. 

dTimEnd: 2008-10-16T20:00:00+02:00
dTimStart: 2008-10-16T19:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Opented XMT and RIH with 3 3/8" guns from surface to 300m.

dTimEnd: 2008-10-16T20:30:00+02:00
dTimStart: 2008-10-16T20:00:00+02:00
md: 300
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Cleared and cleaned in the Moon Pool and weather deck. Built scaffolding walk way to get better access the WL lubricator platform.

dTimEnd: 2008-10-16T23:30:00+02:00
dTimStart: 2008-10-16T20:30:00+02:00
md: 300
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Continued RIH with 3 3/8" guns from 300m to 1000m.

dTimEnd: 2008-10-17T00:00:00+02:00
dTimStart: 2008-10-16T23:30:00+02:00
md: 1000
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: