Daily Drilling Report
Well: NO 15/9-F-9 A
Report period: 2009-07-12T00:00:00+02:00 to 2009-07-13T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-06-23T00:00:00+02:00
dateDrillComplete: 2009-07-08
daysBehind: 2.5
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-07-13T00:00:00+02:00
dTimDiaHoleStart: 2009-07-11T20:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Fit hanger penetrator and pigtail into the hanger. Leak test penetrator o-rings. Space out for the cable splice, cut the cable and splice cable to pigtail. Run in hole and land tubing hanger in wellhead. Rig down tubing handling equipment. Lay out tubing hanger running tool. Nipple down diverter and riser. Install tubing bonnet, spacer spool and ball valve assembly. Leak test tubing bonnet cavity and penetrator seals. Hand over well to production department.  


Operation target tomorrow at 06:00 hrs: Demobilizing equipment.  
hpht: 0
md: 1206
mdCsgLast: 1201
mdDiaHoleStart: 1206
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 10
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Made up ESP assemblies. Ran in hole with ESP assembly on 7 5/8" tubing to 357 m. LO totally 8 joints due to bad connections. Installed and oriented tubing hanger. Removed hydraulic power slips and installed master bushing. 
tightWell: 0
tvd: 1013
tvdCsgLast: 1012
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
dTim: 2009-07-12T22:00:00+02:00
density: 103
locationSample: Reserve pit
md: 1206
mudClass: other
presBopRating: 0
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Rigged up and spot ESP equipment.
dTimEnd: 2009-07-12T00:15:00+02:00
dTimStart: 2009-07-12T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up and made up ESP assembly 1 and 2. Connected control lines to motor. Made up ¼" hydraulic line from Multisensor gauge. Pumped oil into the motor by a hand pump. Serviced the motor and evacuated the air. Connected up the electrical cable to the motor and tested out same. Installed protectolizer clamp on the base of the motor.
dTimEnd: 2009-07-12T05:00:00+02:00
dTimStart: 2009-07-12T00:15:00+02:00
md: 14
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up and made up ESP assembly 3(ESP pump).
dTimEnd: 2009-07-12T06:00:00+02:00
dTimStart: 2009-07-12T05:00:00+02:00
md: 14
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Continued to make up ESP pump to protector. Installed clamp on ESP pump.
dTimEnd: 2009-07-12T06:15:00+02:00
dTimStart: 2009-07-12T06:00:00+02:00
md: 16.7
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up and made up ESP assembly 4(ESP discharge pressure assembly).
dTimEnd: 2009-07-12T07:00:00+02:00
dTimStart: 2009-07-12T06:15:00+02:00
md: 18
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held pre job meeting.
dTimEnd: 2009-07-12T07:15:00+02:00
dTimStart: 2009-07-12T07:00:00+02:00
md: 18
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up and made up bolt-on discharge head XO joint.
dTimEnd: 2009-07-12T08:30:00+02:00
dTimStart: 2009-07-12T07:15:00+02:00
md: 21
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up and made up first 7 5/8" tubing joint. Adjusted and aligned casing tong. Held pre job meeting prior to install hydraulic power slips. Installed clamp on tubing for protection while installing hydraulic power slips. Installed hydraulic power slips. Removed clamp.
dTimEnd: 2009-07-12T11:15:00+02:00
dTimStart: 2009-07-12T08:30:00+02:00
md: 33
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7 5/8" tubing from 33 m to 93 m.
dTimEnd: 2009-07-12T13:00:00+02:00
dTimStart: 2009-07-12T11:15:00+02:00
md: 93
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: LO 3 joints of tubing due to bad connections.
dTimEnd: 2009-07-12T14:30:00+02:00
dTimStart: 2009-07-12T13:00:00+02:00
md: 81
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7 5/8" tubing from 81 m to 105 m.
dTimEnd: 2009-07-12T15:15:00+02:00
dTimStart: 2009-07-12T14:30:00+02:00
md: 105
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: LO 1 joint of tubing due to bad connection.
dTimEnd: 2009-07-12T15:30:00+02:00
dTimStart: 2009-07-12T15:15:00+02:00
md: 105
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7 5/8" tubing from 105 m to 117 m. LO 2 joints of tubing due to bad connections.
dTimEnd: 2009-07-12T16:45:00+02:00
dTimStart: 2009-07-12T15:30:00+02:00
md: 105
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Discussed further operation. Decided to clean all pins and boxes, check threads and re-dope the tubing.
dTimEnd: 2009-07-12T17:00:00+02:00
dTimStart: 2009-07-12T16:45:00+02:00
md: 105
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7 5/8" tubing from 105 m to 176 m.
dTimEnd: 2009-07-12T20:15:00+02:00
dTimStart: 2009-07-12T17:00:00+02:00
md: 176
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: LO 2 joints of tubing due to bad connections.
dTimEnd: 2009-07-12T21:00:00+02:00
dTimStart: 2009-07-12T20:15:00+02:00
md: 164
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7 5/8" tubing from 164 m to 273 m.
dTimEnd: 2009-07-13T00:00:00+02:00
dTimStart: 2009-07-12T21:00:00+02:00
md: 273
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: