Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2012-01-28T00:00:00+01:00 to 2012-01-29T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 1
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2012-01-29T00:00:00+01:00
dTimDiaHoleStart: 2012-01-27T15:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Take over well and rig up. RIH and set EV0 plug.

Expected status tomorrow at 06:00 : POOH with setting tool.
hpht: 0
md: -999.99
mdCsgLast: 3695
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Spotted and hooked up equipment. Held prejob meetings. Closed well and prepared to rig up.
tightWell: 0
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Completed BOP testing.
dTimEnd: 2012-01-28T01:00:00+01:00
dTimStart: 2012-01-28T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held prejob meeting with all involved personnel.
dTimEnd: 2012-01-28T02:00:00+01:00
dTimStart: 2012-01-28T01:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held brief regarding building of upper riser and lubricator. No crane driver on night shift due to cancelled helikopter.
dTimEnd: 2012-01-28T02:15:00+01:00
dTimStart: 2012-01-28T02:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Built riser and lubricator on main deck. Used fork lift to assemble sections.
dTimEnd: 2012-01-28T04:40:00+01:00
dTimStart: 2012-01-28T02:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Built GIH for 5/16" mono conductor cable.
dTimEnd: 2012-01-28T06:00:00+01:00
dTimStart: 2012-01-28T04:40:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Completed GIH.
dTimEnd: 2012-01-28T07:30:00+01:00
dTimStart: 2012-01-28T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held platform muster drill. Everybody attended.
dTimEnd: 2012-01-28T08:00:00+01:00
dTimStart: 2012-01-28T07:30:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Hoisted down BOP into moonpool area through hatch on drill floor. Lifted up upper/lower riser, lubricator and grease head from main deck to drill floor. Completed assembling of riser/lub. Found that 5/16"cable drum chain was broken. Disassembled chain and ordered spares from shore with helicopter. 

dTimEnd: 2012-01-28T13:30:00+01:00
dTimStart: 2012-01-28T08:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Prepared miscellaneous hoses prior to rig-up. WellTec built new cable head.
Meanwhile Halliburton checked DPU's.
dTimEnd: 2012-01-28T19:00:00+01:00
dTimStart: 2012-01-28T13:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held platform muster drill. Everybody attended.
dTimEnd: 2012-01-28T19:30:00+01:00
dTimStart: 2012-01-28T19:00:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: WellTec tested counter system.
Meanwhile AWS repaired chain on 5/16"cable drum. 

dTimEnd: 2012-01-28T20:30:00+01:00
dTimStart: 2012-01-28T19:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Connected cables to winch BOP screen and smart skid. Secured hoses/cables over sharp edges. Checked chiksan at wellhead. WellTec checked tractors.
Meanwhile Mærsk electrician repaired faulty hydr. sensor om WL winch.
dTimEnd: 2012-01-28T23:00:00+01:00
dTimStart: 2012-01-28T20:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Flushed DHSV hose and filled pump tank with hydr. oil from platform. Filled MEG on test pump. Started wireline winch OK.
dTimEnd: 2012-01-29T00:00:00+01:00
dTimStart: 2012-01-28T23:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: