Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2012-09-12T00:00:00+02:00 to 2012-09-13T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2012-09-13T00:00:00+02:00
dTimDiaHoleStart: 2012-09-11T07:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Get access to well. R/U wireline equipment.

Expected status tomorrow at 06:00: Logging RST.
hpht: 0
md: -999.99
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Waited on Mearsk electrician, prior to hook up all wireline units. Hooked up wireline units to power and F&G. Prepared wireline equipment and build cable head. Waited for Production Department to prepare well for handover.
tightWell: 0
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited on Mearsk electrician, prior to hook up all wireline units. Electrician busy with other jobs.
Meanwhile lifted BOP down to BOP deck through hatch on drill floor and prepared wireline equipment.
dTimEnd: 2012-09-12T06:00:00+02:00
dTimStart: 2012-09-12T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited on Mearsk electrician, prior to hook up all wireline units. Electrician busy with other jobs.
Meanwhile prepared wireline equipment.
dTimEnd: 2012-09-12T09:00:00+02:00
dTimStart: 2012-09-12T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Hooked up wireline units to power and F&G.
dTimEnd: 2012-09-12T12:00:00+02:00
dTimStart: 2012-09-12T09:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Assembled lubricator and riser on rig floor.
dTimEnd: 2012-09-12T14:00:00+02:00
dTimStart: 2012-09-12T12:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Prepared wireline equipment. Meanwhile built cable head.
dTimEnd: 2012-09-12T17:00:00+02:00
dTimStart: 2012-09-12T14:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Waited for Production Department to prepare well for handover. Meanwhile built cable head and megged same. Tried to connect logging unit to internet, no success.
dTimEnd: 2012-09-12T21:00:00+02:00
dTimStart: 2012-09-12T17:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited for Production Department to prepare well for handover. Meanwhile held start up meeting with night crew.
dTimEnd: 2012-09-12T21:30:00+02:00
dTimStart: 2012-09-12T21:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited for Production Department to prepare well for handover. Meanwhile tested counter system and RST tool.
dTimEnd: 2012-09-13T00:00:00+02:00
dTimStart: 2012-09-12T21:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
Lithology and shows: