Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2012-01-30T00:00:00+01:00 to 2012-01-31T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2012-01-31T00:00:00+01:00
dTimDiaHoleStart: 2012-01-27T15:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: End of operation
hpht: 0
md: -999.99
mdCsgLast: 3695
mdPlanned: -999.99
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 4
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Run in hole with BHA#1 Evo plug. Corrolated and set plug. POOH closed well and tested. Handed well to production. Packed WL equipment while Production department flowing well.
tightWell: 0
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued RIH with BHA#1 to set EV0 plug. BHA stopped due to deviation/friction.
dTimEnd: 2012-01-30T00:50:00+01:00
dTimStart: 2012-01-30T00:00:00+01:00
md: 2945
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Started tractor and continued RIH to 3140 meter.
dTimEnd: 2012-01-30T01:10:00+01:00
dTimStart: 2012-01-30T00:50:00+01:00
md: 3140
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed correlation passes with CCL. Pulled up to CCL setting depth.
dTimEnd: 2012-01-30T03:10:00+01:00
dTimStart: 2012-01-30T01:10:00+01:00
md: 3140
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Set EV0 plug and lost 500 lbs. Mid element set at 3040 m and top plug at 3039,22 m.
dTimEnd: 2012-01-30T03:30:00+01:00
dTimStart: 2012-01-30T03:10:00+01:00
md: 3041
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: POOH to surface with BHA #1.
dTimEnd: 2012-01-30T06:00:00+01:00
dTimStart: 2012-01-30T03:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: OOH. Closed well and bled off pressure. Flushed with N2 and inflow tested SV and HMV. L/D BHA #1 and verfied plug setting OK.
dTimEnd: 2012-01-30T09:30:00+01:00
dTimStart: 2012-01-30T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Closed upper BOP ram, bled off above DHSV and inflow tested same. Meanwhile held brief and LD lubricator and sheave wheels on rig floor.
dTimEnd: 2012-01-30T11:00:00+01:00
dTimStart: 2012-01-30T09:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- test scsssv
state: ok
stateDetailActivity: success
comments: Disconnected upper riser from BOP and LD same on rig floor. RD BOP and lower riser. Installed XMT cap and weco cap on TKV. Leak tested both to 20/345 bar for 5/10 min. Leak tested XMT cross to 20/170 bar for 5/10 min.
Handed well over to production.
dTimEnd: 2012-01-30T16:30:00+01:00
dTimStart: 2012-01-30T11:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Packed WL equipment for backload. Meanwhile Production Department flowed well to verify water shut off from plug setting.
dTimEnd: 2012-01-30T19:15:00+01:00
dTimStart: 2012-01-30T16:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting prior to rig down last items and clean area.
dTimEnd: 2012-01-30T19:40:00+01:00
dTimStart: 2012-01-30T19:15:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Packed WL equipment for backload. Meanwhile Production Department flowed well to verify water shut off from plug setting.
dTimEnd: 2012-01-31T00:00:00+01:00
dTimStart: 2012-01-30T19:40:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: