Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2016-10-01T00:00:00+02:00 to 2016-10-02T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-10-02T00:00:00+02:00
dTimDiaHoleStart: 2016-10-01T15:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - R/U cement head
- Bullhead well to sea water
- Bullhead cement in 7in liner/perfs
- WOC

hpht: 0
md: -999.99
mdCsgLast: 3508
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Troubleshoot problems with skidding system
- Skidded cantilever to F-4
- Tested Xmas tree valves
- Started R/U cement head
tightWell: 0
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Reporting continued from F-99.

Continued to skid cantilever to F-04 9m inboard/1.25m port. Continued work with Aft PRS
dTimEnd: 2016-10-01T16:00:00+02:00
dTimStart: 2016-10-01T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Installed covers to skidding system. Meanwhile held TBT for connecting HP hose to F-04 and for removal of well head cover/installation of split cover
dTimEnd: 2016-10-01T16:30:00+02:00
dTimStart: 2016-10-01T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Connected HP hose to F-04. Meanwhile tested aft PRS. Prepared subs for pressure testing
dTimEnd: 2016-10-01T17:30:00+02:00
dTimStart: 2016-10-01T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed line test down to XMT. Performed test of XMT cross 20/345bar for 5/10min. Good test
dTimEnd: 2016-10-01T19:00:00+02:00
dTimStart: 2016-10-01T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to remove moonpool hatches
dTimEnd: 2016-10-01T19:15:00+02:00
dTimStart: 2016-10-01T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed hatches and installed split hatch
dTimEnd: 2016-10-01T20:15:00+02:00
dTimStart: 2016-10-01T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Adjusted scaffolding around Xmas tree. Prepared lines and bled off A and B annulus to MGS. Worked to fill A and B annulus with sea water. Bled off pressure and removed Tree cap from Xmas tree w/ rigfloor winch
dTimEnd: 2016-10-01T21:30:00+02:00
dTimStart: 2016-10-01T20:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Hooked up hydraulic pump for local control of DHSV an HMV. Meanwhile worked to fill A and B annulus with sea water, carried out TBT for R/U cement head
dTimEnd: 2016-10-01T23:45:00+02:00
dTimStart: 2016-10-01T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Worked to P/U cement head in moonpool using overhead crane and transfered to TDS lifting chains
dTimEnd: 2016-10-02T00:00:00+02:00
dTimStart: 2016-10-01T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: