Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2016-09-19T00:00:00+02:00 to 2016-09-20T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-20T00:00:00+02:00
dTimDiaHoleStart: 2016-09-18T05:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Set deep set barrier plug. Pressure test and inflow test same
- Cut tubing above production packer
- Set shallow set barrier plug, test same
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - R/U WL pressure control equipment 
- Bullheaded sea water into the well
- RIH w/ deep set barrier plug
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Evaluated situation. Located replacement X-over on F-04 well. Meanwhile opened BOP on stump and serviced drilling equipment
dTimEnd: 2016-09-19T02:00:00+02:00
dTimStart: 2016-09-19T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Waited for production to prepare paperwork, isolate F-4 and bleed off pressure below tree cap. Meanwhile removed damaged X-over from F-11B XT. Built lubricator on rig floor
dTimEnd: 2016-09-19T04:00:00+02:00
dTimStart: 2016-09-19T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Attempted to disconnect tree cap from X-over on F-4. No-go. Meanwhile opened and inspected BOP for cement
dTimEnd: 2016-09-19T07:00:00+02:00
dTimStart: 2016-09-19T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Removed X-over from the XT and moved same to welders shop to attempt to release tree cap from X-over
dTimEnd: 2016-09-19T07:30:00+02:00
dTimStart: 2016-09-19T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Release tree can from the X-over in the welders shop with help of heating
dTimEnd: 2016-09-19T09:30:00+02:00
dTimStart: 2016-09-19T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Installed X-over on XT on F-11B well
dTimEnd: 2016-09-19T10:00:00+02:00
dTimStart: 2016-09-19T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Installed lower riser and WL BOP on XT
dTimEnd: 2016-09-19T10:30:00+02:00
dTimStart: 2016-09-19T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Attempted to pressure test of bleed off manifold and connection on WL lower riser to XT, 20/345bar 5/10 min. Observed leak on bleed off manifold
dTimEnd: 2016-09-19T11:30:00+02:00
dTimStart: 2016-09-19T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Troubleshoot leak on bleed off manifold
dTimEnd: 2016-09-19T12:15:00+02:00
dTimStart: 2016-09-19T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Performed pressure test of bleed off manifold and connection on WL lower riser to XT, 20/345bar 5/10 min
dTimEnd: 2016-09-19T12:45:00+02:00
dTimStart: 2016-09-19T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to install riser and lubricator
dTimEnd: 2016-09-19T13:00:00+02:00
dTimStart: 2016-09-19T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed cover under WL BOP. Installed riser
dTimEnd: 2016-09-19T13:45:00+02:00
dTimStart: 2016-09-19T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed handling equipment. Installed WL lift equipment
dTimEnd: 2016-09-19T14:00:00+02:00
dTimStart: 2016-09-19T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Lifted lubricator, M/U setting tool. Moved safety pin in sheave under elevator
dTimEnd: 2016-09-19T15:15:00+02:00
dTimStart: 2016-09-19T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed lubricator, M/U plug BHA
dTimEnd: 2016-09-19T15:45:00+02:00
dTimStart: 2016-09-19T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Filled riser and lubricator with 50/50 MEG. Pressure tested WL rig up to 20/345 bar 5/10 min using cement pump
dTimEnd: 2016-09-19T16:45:00+02:00
dTimStart: 2016-09-19T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to bullhead well to sea water
dTimEnd: 2016-09-19T17:00:00+02:00
dTimStart: 2016-09-19T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Closed SV, opened HMV. Pressured up DHSV control line to 520bar. Confirmed line up. Pumped 3m3 of 50/50 MEG w/ cement unit.
dTimEnd: 2016-09-19T17:15:00+02:00
dTimStart: 2016-09-19T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/U to rig pump. Pumped 10 m3 wash pill w/ 1200 l/min - 124 bar
dTimEnd: 2016-09-19T17:45:00+02:00
dTimStart: 2016-09-19T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Bullheaded 249 m3 sea water w/ 1300 l/min - 120 bar. Standpipe pressure slowly decreased and stabilised at 68 bar. Stopped pumps, SIWHP 35bar. Meanwhile performed TBT to RIH w/ deepset barrier plug
dTimEnd: 2016-09-19T21:00:00+02:00
dTimStart: 2016-09-19T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pumped 10m3 50/50 MEG w/ cement pump, 1300l/min - 80bar. Closed KV on XT
dTimEnd: 2016-09-19T21:15:00+02:00
dTimStart: 2016-09-19T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Equalized and opened SV. RIH w/ run #4, deep set barrier plug to 2838 m. Average running speed 35 m/min. Tool string stopped at 2838 m
dTimEnd: 2016-09-19T23:45:00+02:00
dTimStart: 2016-09-19T21:15:00+02:00
md: 2838
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: POOH from to 2700 m
dTimEnd: 2016-09-20T00:00:00+02:00
dTimStart: 2016-09-19T23:45:00+02:00
md: 2700
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
Lithology and shows: