Daily Drilling Report
Well: NO 15/9-F-15 A
Report period: 2009-01-07T00:00:00+01:00 to 2009-01-08T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-12-11T15:00:00+01:00
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-01-08T00:00:00+01:00
dTimDiaHoleStart: 2008-12-24T10:00:00+01:00
diaHole: 8.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: BOP test. Slip and cut drill line. RIH with cement stinger.
hpht: 0
md: 4095
mdCsgLast: 2561.8
mdDiaHoleStart: 2591
mdPlanned: -999.99
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 28
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Changed out hydraulic valve on TDS. POOH with 8½" BHA and laid out same.
tightWell: 0
tvd: 3213
tvdCsgLast: 2416.2
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2009-01-07T20:00:00+01:00
density: 1.34
locationSample: Flowline
md: 4095
mudClass: oil based
presBopRating: 690
pv: 23
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10.5
dTim: 2009-01-07T10:00:00+01:00
density: 1.34
locationSample: Flowline
md: 4095
mudClass: oil based
presBopRating: 690
pv: 23
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10.5
Pore pressure:
Survey stations:
Activities:
comments: Held tool box talk and change PS21 to manual slips. Installed TIW. Retracted the block, lowered work platform. 

dTimEnd: 2009-01-07T01:30:00+01:00
dTimStart: 2009-01-07T01:00:00+01:00
md: 2531
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Held tool box talk and changed out wash pipe. Pressure tested wash pipe to 200bars using rig pumps, re-tighten wash pipe.

dTimEnd: 2009-01-07T03:00:00+01:00
dTimStart: 2009-01-07T01:30:00+01:00
md: 2531
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Held tool box talk and attempted to rack back TDS work platform. Evacuated rig floor due to exhaust fumes entering rig floor.
Continued reporting on F-99.
dTimEnd: 2009-01-07T03:30:00+01:00
dTimStart: 2009-01-07T03:00:00+01:00
md: 2531
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Held tool box talk and changed out hydraulic valve on TDS. Secured work platform.
dTimEnd: 2009-01-07T19:45:00+01:00
dTimStart: 2009-01-07T13:30:00+01:00
md: 2531
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Made up string to the TDS. Pump 5m³ of 1.60 SG slug. Chased same and allowed to settle.

dTimEnd: 2009-01-07T20:00:00+01:00
dTimStart: 2009-01-07T19:45:00+01:00
md: 2531
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Installed PS21 auto slips and pipe wiper.

dTimEnd: 2009-01-07T20:30:00+01:00
dTimStart: 2009-01-07T20:00:00+01:00
md: 2531
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: POOH with 8½" BHA from 2531m to 1728m. Pulling speed 1144 m/hours.

dTimEnd: 2009-01-07T21:15:00+01:00
dTimStart: 2009-01-07T20:30:00+01:00
md: 1728
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Changed out handling gear from 5½" to 5". Broke off X-over.

dTimEnd: 2009-01-07T21:45:00+01:00
dTimStart: 2009-01-07T21:15:00+01:00
md: 1728
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Continued POOH with 8½" BHA from 1728m to 140m. Pulling speed 794 m/hours.

dTimEnd: 2009-01-07T23:45:00+01:00
dTimStart: 2009-01-07T21:45:00+01:00
md: 140
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Flow checked well on trip tank prior to pulling BHA - well static. 

dTimEnd: 2009-01-08T00:00:00+01:00
dTimStart: 2009-01-07T23:45:00+01:00
md: 140
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: