Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-05-30T00:00:00+02:00 to 2008-05-31T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-05-31T00:00:00+02:00
dTimDiaHoleStart: 2008-05-29T22:00:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with HPDR. RIH with PR.
hpht: 0
md: 2788
mdCsgLast: 2783.5
mdDiaHoleStart: 2788
mdPlanned: -999.99
mdStrengthForm: 2284
presTestType: leak off test
reportNo: 45
ropCurrent: -999.99
strengthForm: 1.67
sum24Hr: ND slick joint and BOP. Ran in and MU claxton tool NT-2 running tool to HPDR. RD tension cylinders, tensioner ring and centralizer. Shut down production. Installed hot stab and unlocked TBC. Pulled TBC out of WH. Installed riser spider. POOH with HPDR. Started to brake upper flange on HPDR tension joint.
tightWell: 0
tvd: 2728.4
tvdCsgLast: 2728.3
tvdStrengthForm: 2281
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-05-30T21:00:00+02:00
density: 1.31
locationSample: Active pit
md: 2788
mudClass: oil based
presBopRating: 690
pv: 23
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 7.5
Pore pressure:
dTim: 2008-05-31T00:00:00+02:00
equivalentMudWeight: 1.03
md: 2788
readingKind: estimated
Survey stations:
Activities:
comments: Continued installing diverter pulling tool and POOH with diverter.
dTimEnd: 2008-05-30T04:00:00+02:00
dTimStart: 2008-05-30T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: LO diverter.
dTimEnd: 2008-05-30T06:00:00+02:00
dTimStart: 2008-05-30T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Continued LO diverter.
dTimEnd: 2008-05-30T06:30:00+02:00
dTimStart: 2008-05-30T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RU for pulling slick joint. Pulled master bushing. Pulled and LO slick joint.
dTimEnd: 2008-05-30T08:15:00+02:00
dTimStart: 2008-05-30T06:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed tension cylinders from BOP.
dTimEnd: 2008-05-30T10:30:00+02:00
dTimStart: 2008-05-30T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed slings from TDS. PU claxton tool using BX-elevator and ran Claxton tool through rotary. Installed master bushings and 5 1/2" DP slips.

Meanwhile unbolted NT2 connector on BOP.
dTimEnd: 2008-05-30T11:30:00+02:00
dTimStart: 2008-05-30T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Helt tool box meeting. Moved BOP to stump. MU NT2 connector to stump and adjusted scaffolding according to Vetco request.
dTimEnd: 2008-05-30T13:30:00+02:00
dTimStart: 2008-05-30T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box meeting. MU Claxton tool to 5 1/2" DP and installed NT2 connector on to HPDR.
dTimEnd: 2008-05-30T18:00:00+02:00
dTimStart: 2008-05-30T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box meeting before removing tension cylinders. Transfered weight from riser tension system to TDS. PU up to 130 mT. Dismantled tensioner ring system.

Meanwhile dismantled annular and cleaned lines from cmt unit through kill, choke and poorboy degasser. Installed cradle and trolly on HTS.
dTimEnd: 2008-05-30T22:00:00+02:00
dTimStart: 2008-05-30T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed moonpool hatch on F-14 and hatch on F-13 for guide wire. Ran 10 mT tugger to moonpool. Production shut down confirmed at 23:55.

Meanwhile function tested riser spider.
dTimEnd: 2008-05-31T00:00:00+02:00
dTimStart: 2008-05-30T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: