Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-11T00:00:00+01:00 to 2014-02-12T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
daysBehind: 1
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-12T00:00:00+01:00
dTimDiaHoleStart: 2014-02-03T20:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Pull Safe Lock plug and L/D same.
RIH with 2 7/8" cement stinger. Tag EVO plug. Condition mud.
Set a 300 m cement plug. Pull above and circulate string clean. POOH.
M/U clean-out assy and RIH with same.

hpht: 0
md: 3147
mdCsgLast: 3090.1
mdDiaHoleStart: 3147
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 18
ropCurrent: -999.99
sum24Hr: Parked Guide Funnel aside of WH.
Landed Drilling Riser Connector and sat down 20 T. Installed Hot stab.
Pressured up by Minireel to lock Connector. Performed OP test.
Installed hatches and build scaffolding. Tested riser and Connector to 100 bar. Installed Centralizers and Tensioning system. Moved BOP and installed Diverter. Finalized nippling of BOP. Performed Connector test to 232 bar. P/U Safe Lock retrieving tool.
tightWell: 0
tvdCsgLast: 2895
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-11T02:30:00+01:00
density: 1.37
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 38
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
Pore pressure:
Survey stations:
Activities:
comments: Lowered lifting bridle for Guide Funnel to sea floor and attached same to Funnel. Removed Funnel and sat aside.
dTimEnd: 2014-02-11T01:00:00+01:00
dTimStart: 2014-02-11T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT with all involved personnel.
dTimEnd: 2014-02-11T01:15:00+01:00
dTimStart: 2014-02-11T01:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Landed Drilling Riser Connector and sat down 20 T.
Ran Hot stab. Flushed and installed same.
Manipulated TBC panel.
dTimEnd: 2014-02-11T02:00:00+01:00
dTimStart: 2014-02-11T01:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pressured up through Mini reel to 3000 psi for 13 min to lock Connector. 
Bled down to zero bar.
dTimEnd: 2014-02-11T02:15:00+01:00
dTimStart: 2014-02-11T02:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed 15 T overpull test to verify Connector locked.
dTimEnd: 2014-02-11T02:30:00+01:00
dTimStart: 2014-02-11T02:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: ROV pulled Hot stab and inserted dummy. Recovered Hot stab to rig.
dTimEnd: 2014-02-11T03:15:00+01:00
dTimStart: 2014-02-11T02:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed hatches on lower deck prior to filling Riser
dTimEnd: 2014-02-11T05:15:00+01:00
dTimStart: 2014-02-11T03:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Build scaffolding to access Claxton tool in Moonpool.
dTimEnd: 2014-02-11T06:00:00+01:00
dTimStart: 2014-02-11T05:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued building scaffolding to access Claxton tool in Moonpool.
dTimEnd: 2014-02-11T06:30:00+01:00
dTimStart: 2014-02-11T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Filled riser at 500 LPM / 1 bar.
dTimEnd: 2014-02-11T07:00:00+01:00
dTimStart: 2014-02-11T06:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT before pressure test
dTimEnd: 2014-02-11T07:15:00+01:00
dTimStart: 2014-02-11T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed low pressure test of Drilling Riser and Connector to 100 bar for 10 min. 
Bled of pressures.
dTimEnd: 2014-02-11T08:00:00+01:00
dTimStart: 2014-02-11T07:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT. Discussed method and hazards for installing Centralizers and Tensioning system.
dTimEnd: 2014-02-11T08:30:00+01:00
dTimStart: 2014-02-11T08:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed Centralizers and Tensioning system.
dTimEnd: 2014-02-11T14:00:00+01:00
dTimStart: 2014-02-11T08:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Applied 20 T tension on each Tensioner. Released weight on TDS.
Disconnected TDS.
dTimEnd: 2014-02-11T14:45:00+01:00
dTimStart: 2014-02-11T14:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Released Claxton ring.
dTimEnd: 2014-02-11T15:30:00+01:00
dTimStart: 2014-02-11T14:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Broke down XO and L/D single and Claxton tool.
dTimEnd: 2014-02-11T16:00:00+01:00
dTimStart: 2014-02-11T15:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rebuild scaffolding in Moonpool for access to NT2.
dTimEnd: 2014-02-11T17:45:00+01:00
dTimStart: 2014-02-11T16:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT for nippling BOP.
dTimEnd: 2014-02-11T18:00:00+01:00
dTimStart: 2014-02-11T17:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Transported BOP from setback to riser.
Rigged up Diverter chain.
dTimEnd: 2014-02-11T19:00:00+01:00
dTimStart: 2014-02-11T18:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held TBT prior to installing slick joint and Diverter.
dTimEnd: 2014-02-11T19:15:00+01:00
dTimStart: 2014-02-11T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed Master bushing and Outer ring.
dTimEnd: 2014-02-11T19:30:00+01:00
dTimStart: 2014-02-11T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Run and landed slick joint and Diverter.
Informed Production at 19:57.
dTimEnd: 2014-02-11T20:00:00+01:00
dTimStart: 2014-02-11T19:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U all connections and installed BOP tensioning system.
dTimEnd: 2014-02-11T23:00:00+01:00
dTimStart: 2014-02-11T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Filled BOP with seawater.
dTimEnd: 2014-02-11T23:15:00+01:00
dTimStart: 2014-02-11T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Confirmed lineup and performed linetest. 
Performed Connector test to 20/232 bar against Safelock plug and Shear Ram for 5/10 min.
Bled off pressure.
Simultaneously pulled Guide Funnel to rig.
dTimEnd: 2014-02-12T00:00:00+01:00
dTimStart: 2014-02-11T23:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: