Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2015-08-11T00:00:00+02:00 to 2015-08-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
daysBehind: 3.9
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-08-12T00:00:00+02:00
dTimDiaHoleStart: 2015-08-05T11:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with perf.run# 2
hpht: 0
md: -999.99
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 7
ropCurrent: -999.99
sum24Hr: Received Add-on drum with new 7/16'' cable from onshore. Leak tested lubricator. RIH with BHA#3 perf.run# 1.
tightWell: 0
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Waited on new cable from onshore.
Meanwhile: Performed well control drill with service companies involved in operation.
dTimEnd: 2015-08-11T06:00:00+02:00
dTimStart: 2015-08-11T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Waited on new cable from onshore.
dTimEnd: 2015-08-11T09:15:00+02:00
dTimStart: 2015-08-11T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: New Add-on drum arrived on rig. Hooked up Add-on drum to WL winch.
Evaluated the need to cut of cable from drum due to high resistance on cable.
Meanwhile: Checked tractor on deck.
dTimEnd: 2015-08-11T09:35:00+02:00
dTimStart: 2015-08-11T09:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Waited on "green light" form onshore to cut cable.
dTimEnd: 2015-08-11T11:55:00+02:00
dTimStart: 2015-08-11T09:35:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Positioned Add-on container for spooling of cable. Connected Add-on drum and spooled of 1586 m cable into skip.
dTimEnd: 2015-08-11T13:10:00+02:00
dTimStart: 2015-08-11T11:55:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Repositioned  Add-on drum and hooked it up.
dTimEnd: 2015-08-11T13:55:00+02:00
dTimStart: 2015-08-11T13:10:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Threaded cable through GIH.
dTimEnd: 2015-08-11T14:40:00+02:00
dTimStart: 2015-08-11T13:55:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Built cable head.
Meanwhile: Secured Add-on drum with tie-down chains. Held TBT on rig floor prior to P/U lubricator.
dTimEnd: 2015-08-11T16:25:00+02:00
dTimStart: 2015-08-11T14:40:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Function tested tractor and Schlumberger tested CCL and firing system.
dTimEnd: 2015-08-11T17:30:00+02:00
dTimStart: 2015-08-11T16:25:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: P/U lubrictor and installed toolstring for leak test. Filled lubricator with MEG and leak tested same to 20/345bar 5/10 min.
dTimEnd: 2015-08-11T21:45:00+02:00
dTimStart: 2015-08-11T17:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Performed TBT for disconnect lubricator and M/U BHA#3 for perf.run #1.
dTimEnd: 2015-08-11T22:00:00+02:00
dTimStart: 2015-08-11T21:45:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Disconnected lubricator and M/U BHA#3 for perf.run #1. Added 30 litr Ramex 50/50 MEG in riser.
dTimEnd: 2015-08-12T00:00:00+02:00
dTimStart: 2015-08-11T22:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
Lithology and shows: