Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-26T00:00:00+01:00 to 2008-01-27T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-27T00:00:00+01:00
dTimDiaHoleStart: 2008-01-24T14:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 7" tubing from 1620 to DHSV assembly. RIH with 7" tubing to approx 3030 m MD. Pull back and install space-out pups.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 124
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Ran 7" tubing from 625 to 1620 m MD.
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-26T20:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: 3520
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-27T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Ran 7" tubing, cable and clamps from 286 m to 625 m MD. Maintained 100 bar pressure on chemical injection line while RIH. Up weight 90 MT / down weight 85 MT at 500 m MD.
dTimEnd: 2008-01-26T06:00:00+01:00
dTimStart: 2008-01-26T00:00:00+01:00
md: 625
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7" tubing, cable and clamps from 625 m to 800 m MD. Maintained 100 bar pressure on chemical injection line while RIH.
dTimEnd: 2008-01-26T10:30:00+01:00
dTimStart: 2008-01-26T06:00:00+01:00
md: 800
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: WOW due to unfavorable wind direction and high winds up to 70 knots.
dTimEnd: 2008-01-26T12:30:00+01:00
dTimStart: 2008-01-26T10:30:00+01:00
md: 800
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Ran 7" tubing, cable and clamps from 800 m to 881 m MD. Maintained 100 bar pressure on chemical injection line while RIH.
dTimEnd: 2008-01-26T15:00:00+01:00
dTimStart: 2008-01-26T12:30:00+01:00
md: 881
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: WOW due to unfavorable wind direction and high winds up to 70 knots.
dTimEnd: 2008-01-26T16:00:00+01:00
dTimStart: 2008-01-26T15:00:00+01:00
md: 881
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Ran 7" tubing, cable and clamps from 881 m to 1322 m MD. Maintained 100 bar pressure on chemical injection line while RIH. LO 1 joint.
dTimEnd: 2008-01-27T00:00:00+01:00
dTimStart: 2008-01-26T16:00:00+01:00
md: 1322
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: