Daily Drilling Report
Well: NO 15/9-F-7
Report period: 2007-10-05T00:00:00+02:00 to 2007-10-06T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-05-01T00:00:00+02:00
dateDrillComplete: 2007-10-04
daysBehind: 3.8
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-10-06T00:00:00+02:00
dTimDiaHoleStart: 2007-10-05T04:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with 9 5/8" sand screens running tool. M/U swab cup assembly and RIH. Swab well in blank 9 5/8" pipe until acceptable loss rate is achieved. POOH and LD swab cup assembly.  RIH, retrieve bore protector. RIH jetting tool for Riser/Well head - Clean riser/Well head. MU ESP assemblies and connect cable. Run in with ESP on 7 5/8" tubing.
hpht: 0
md: 1085
mdCsgLast: 1062
mdDiaHoleStart: 1083
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 22
ropCurrent: -999.99
strengthForm: 0
sum24Hr: RU for running 9 5/8" sand screen. RIH with 9 5/8" sand screen on 5 ½" DP, installed same. Displaced well to 1.03 SG NaCl brine. POOH with 9 5/8" sand screen running tool from 825 m to 810 m.
tightWell: 0
tvd: 1077
tvdCsgLast: 1056.7
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 139.7
Drilling fluid:
dTim: 2007-10-05T15:00:00+02:00
density: 1.2
locationSample: Active pit
md: 1083
mudClass: other
presBopRating: 0
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued POOH with clean up from 130 m to surface. Laid out bull nose. Metal shavings recovered with magnet.
dTimEnd: 2007-10-05T00:15:00+02:00
dTimStart: 2007-10-05T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to perform drift run with liner hanger to 145 m.
dTimEnd: 2007-10-05T00:30:00+02:00
dTimStart: 2007-10-05T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Performed drift run with liner hanger to 145 m. No obstruction observed.
dTimEnd: 2007-10-05T03:00:00+02:00
dTimStart: 2007-10-05T00:30:00+02:00
md: 145
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: POOH with liner hanger from 145 m to surface and laid out same, No marks or damage to the liner hanger re-runable.
dTimEnd: 2007-10-05T04:00:00+02:00
dTimStart: 2007-10-05T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to rig up surface handling equipment for running 9 5/8" screens and casing
dTimEnd: 2007-10-05T04:15:00+02:00
dTimStart: 2007-10-05T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Started rigging up surface handling equipment for running 9 5/8" screens and casing. Changed elevator inserts to 9 5/8" casing. Rigged up casing tong
dTimEnd: 2007-10-05T06:00:00+02:00
dTimStart: 2007-10-05T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Continued rigging up for RIH with 9 5/8" screen.

dTimEnd: 2007-10-05T08:30:00+02:00
dTimStart: 2007-10-05T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to picking up 9 5/8" screens. Picked up first joint and installed centralizer. Problems with torque set point on casing tong.

dTimEnd: 2007-10-05T08:45:00+02:00
dTimStart: 2007-10-05T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Investigated problems with torque set point on casing tong.

dTimEnd: 2007-10-05T09:00:00+02:00
dTimStart: 2007-10-05T08:45:00+02:00
md: 12
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Changed out the casing tong to the back-up tong. Function tested and calibrated the tong.
dTimEnd: 2007-10-05T13:00:00+02:00
dTimStart: 2007-10-05T09:00:00+02:00
md: 12
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Continued to RIH with 9 5/8" screens from 12 m to 47 m.
dTimEnd: 2007-10-05T13:45:00+02:00
dTimStart: 2007-10-05T13:00:00+02:00
md: 47
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Stopped RIH due to helicopter. No crane operation permitted.

dTimEnd: 2007-10-05T14:00:00+02:00
dTimStart: 2007-10-05T13:45:00+02:00
md: 47
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Continued to RIH with 9 5/8" screens from 47 m to 143 m. Software problem with casing tong.

dTimEnd: 2007-10-05T16:00:00+02:00
dTimStart: 2007-10-05T14:00:00+02:00
md: 143
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Trouble shooted the casing tong. Tong came out of sequence, due to software problem,  repaired same.
dTimEnd: 2007-10-05T16:45:00+02:00
dTimStart: 2007-10-05T16:00:00+02:00
md: 143
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Continued to RIH with 9 5/8" screens from 143 m to 203 m.

dTimEnd: 2007-10-05T18:30:00+02:00
dTimStart: 2007-10-05T16:45:00+02:00
md: 203
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Held tool box prior to change out 5½" elevator inserts and pick up the liner hanger. Picked up liner hanger and made up same.

dTimEnd: 2007-10-05T20:00:00+02:00
dTimStart: 2007-10-05T18:30:00+02:00
md: 212
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to rigging down 9 5/8" casing handling equipment. Started to rigging down 9 5/8" casing handling equipment. Not able to operate PRS.
dTimEnd: 2007-10-05T20:30:00+02:00
dTimStart: 2007-10-05T20:00:00+02:00
md: 212
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Not able to operate the PRS.  Electrical technician investigated and resat software.
dTimEnd: 2007-10-05T21:15:00+02:00
dTimStart: 2007-10-05T20:30:00+02:00
md: 212
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: equipment failure
comments: Completed rigging down 9 5/8" casing handling equipment.
dTimEnd: 2007-10-05T22:15:00+02:00
dTimStart: 2007-10-05T21:15:00+02:00
md: 212
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to RIH with screens on HWDP and DP
dTimEnd: 2007-10-05T22:30:00+02:00
dTimStart: 2007-10-05T22:15:00+02:00
md: 212
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" screens on 5½" HWDP from 212 m to 336 m
dTimEnd: 2007-10-05T23:30:00+02:00
dTimStart: 2007-10-05T22:30:00+02:00
md: 336
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
comments: Continued to RIH with 9 5/8" screens on 5½" DP from 336 m to 500 m
dTimEnd: 2007-10-06T00:00:00+02:00
dTimStart: 2007-10-05T23:30:00+02:00
md: 500
phase: fixed
proprietaryCode: completion -- sand control
state: ok
stateDetailActivity: success
Lithology and shows: