Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2016-07-23T00:00:00+02:00 to 2016-07-24T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-24T00:00:00+02:00
dTimDiaHoleStart: 2016-07-08T11:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Slip & Cut
- RIH with RTTS below CH and pressure test EZSV from above
- Set OH to surface cement plug
hpht: 0
md: -999.99
mdCsgLast: 1368.4
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2894
presTestType: formation integrity test
reportNo: 16
ropCurrent: -999.99
sum24Hr: - RIH and cut 13 3/8" casing at 820 mMD
- Honed CH area
- RIH with clean-out BHA and washed EZSV setting area. Pumped and displaced hi-vis pill out of hole
- Set new 13 3/8" EZSV plug at 811 mMD.
- Attempted to test EZSV plug
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: M/U TDS and tested new cutter at surface. Disconnected TDS
dTimEnd: 2016-07-23T00:30:00+02:00
dTimStart: 2016-07-23T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed PS-21 slips
dTimEnd: 2016-07-23T00:45:00+02:00
dTimStart: 2016-07-23T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: RIH w/ cutter  BHA on 5 1/2"  DP from surface to 820 m. Avg. tripping speed 470 m/hr. Avg.
dTimEnd: 2016-07-23T02:30:00+02:00
dTimStart: 2016-07-23T00:45:00+02:00
md: 820
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Filled pipe 800 lpm. Reduced rate to 200lpm when pipe was full
dTimEnd: 2016-07-23T02:45:00+02:00
dTimStart: 2016-07-23T02:30:00+02:00
md: 820
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Recorded parameters 600lpm / 68 bar, 400 lpm / 35 bar. Took up/down weight 95/90 ton. 1-6 kNm free rot. torque.
Cut casing at 820 mMD, 80 rpm / 600 lpm. Saw pressure drop, indiaction of cut. Max torque when cutting 17 kNm.
dTimEnd: 2016-07-23T03:30:00+02:00
dTimStart: 2016-07-23T02:45:00+02:00
md: 820
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Flowchecked well for 10 min, static.
dTimEnd: 2016-07-23T03:45:00+02:00
dTimStart: 2016-07-23T03:30:00+02:00
md: 820
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Measured cut window, 80cm.
dTimEnd: 2016-07-23T04:00:00+02:00
dTimStart: 2016-07-23T03:45:00+02:00
md: 820
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Disconnected TDS and POOH on 5 1/2" DP. Avg. tripping speed 510 m/hr.
dTimEnd: 2016-07-23T05:30:00+02:00
dTimStart: 2016-07-23T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Removed PS-21 slips and installed master bushing
L/D cutter BHA. String magnet covered in swarf.
dTimEnd: 2016-07-23T06:30:00+02:00
dTimStart: 2016-07-23T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor.
dTimEnd: 2016-07-23T07:00:00+02:00
dTimStart: 2016-07-23T06:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed TBT for honing CH area
dTimEnd: 2016-07-23T07:15:00+02:00
dTimStart: 2016-07-23T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: P/U and M/U milling BHA
dTimEnd: 2016-07-23T08:15:00+02:00
dTimStart: 2016-07-23T07:15:00+02:00
md: 67
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: RIH w/ milling BHA from surface to 135m.
dTimEnd: 2016-07-23T08:30:00+02:00
dTimStart: 2016-07-23T08:15:00+02:00
md: 135
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Filled pipe and recorded parameters, 80 rpm/1-4 kNm, up/down weight 80/77 ton, 2000 lpm/9bar.
RIH and tagget obstuction at 141,5m with 1 ton.
dTimEnd: 2016-07-23T09:00:00+02:00
dTimStart: 2016-07-23T08:30:00+02:00
md: 135
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Honed obstruction in CH area, 100 rpm/2-20 kNm, 2000 lpm/9bar.
RIH with 12 1/4" stab below CH.
dTimEnd: 2016-07-23T10:30:00+02:00
dTimStart: 2016-07-23T09:00:00+02:00
md: 177
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed TBT for POOH
dTimEnd: 2016-07-23T10:45:00+02:00
dTimStart: 2016-07-23T10:30:00+02:00
md: 177
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: POOH w/ milling BHA
dTimEnd: 2016-07-23T11:00:00+02:00
dTimStart: 2016-07-23T10:45:00+02:00
md: 67
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: L/D milling BHA
dTimEnd: 2016-07-23T13:00:00+02:00
dTimStart: 2016-07-23T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Prepared for clean-out run.
Cleaned and cleared drill floor.
dTimEnd: 2016-07-23T13:45:00+02:00
dTimStart: 2016-07-23T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for M/U and RIH with clean-out BHA
dTimEnd: 2016-07-23T14:00:00+02:00
dTimStart: 2016-07-23T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: M/U clean-out BHA
dTimEnd: 2016-07-23T15:00:00+02:00
dTimStart: 2016-07-23T14:00:00+02:00
md: 67
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed PS-21 slips
dTimEnd: 2016-07-23T15:15:00+02:00
dTimStart: 2016-07-23T15:00:00+02:00
md: 67
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: RIH w/ clean-out BHA from 67 mMD  to 806 mMD. Avg. running speed 740 m/hr.
dTimEnd: 2016-07-23T16:15:00+02:00
dTimStart: 2016-07-23T15:15:00+02:00
md: 806
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Filled pipe and staged up pumps to 3100 lpm/36 bar. OBM in returns, got a gas peak of 18% and 8ppm H2S in return fluid.
Staged up pumps to 4000lpm / 58 bar
Made 4 passes with flow and rotation between 806 mMD and 815 mMD. 4000 lpm / 58 bar, 100 rpm/1-10 kNm.
dTimEnd: 2016-07-23T17:30:00+02:00
dTimStart: 2016-07-23T16:15:00+02:00
md: 815
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Pumped 10m3 hi-vis pill and circulated 1 x B/U.
dTimEnd: 2016-07-23T18:00:00+02:00
dTimStart: 2016-07-23T17:30:00+02:00
md: 815
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Flowchecked well for 10min, static.
dTimEnd: 2016-07-23T18:15:00+02:00
dTimStart: 2016-07-23T18:00:00+02:00
md: 815
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: POOH w/ clean-out  BHA from 815 mMD to 81 mMD
dTimEnd: 2016-07-23T19:00:00+02:00
dTimStart: 2016-07-23T18:15:00+02:00
md: 81
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Flowchecked well, static.
Meanwhile: Removed PS-21 slips and installed masterbushing
dTimEnd: 2016-07-23T19:15:00+02:00
dTimStart: 2016-07-23T19:00:00+02:00
md: 81
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: L/D clean-out BHA.
Cleaned and cleared drill floor.
dTimEnd: 2016-07-23T21:00:00+02:00
dTimStart: 2016-07-23T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for M/U new 13 3/8" EZSV plug and RT
dTimEnd: 2016-07-23T21:15:00+02:00
dTimStart: 2016-07-23T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U running tool and 13 3/8" EZSV plug
dTimEnd: 2016-07-23T22:00:00+02:00
dTimStart: 2016-07-23T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: RIH w/ 13 3/8" EZSV BHA slowly until below CH. No obstructions seen.
dTimEnd: 2016-07-23T22:15:00+02:00
dTimStart: 2016-07-23T22:00:00+02:00
md: 160
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed PS-21 slips
dTimEnd: 2016-07-23T22:30:00+02:00
dTimStart: 2016-07-23T22:15:00+02:00
md: 160
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: RIH restricted w/ 13 3/8" EZSV BHA to 728 mMD, 2 min/std.
dTimEnd: 2016-07-24T00:00:00+02:00
dTimStart: 2016-07-23T22:30:00+02:00
md: 728
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
Lithology and shows: