Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-10-15T00:00:00+02:00 to 2008-10-16T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-10-16T00:00:00+02:00
dTimDiaHoleStart: 2008-10-12T22:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with perforation BHA #1 and perforate interval 3619m - 3622m. POOH and MU perforation BHA #2 and RIH with same.

hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 11
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Completed rigging up 7/32" surface equipment and leak test rig up. MU perforation BHA #1 and RIH with same from surface to 3420m.


tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Prepared GIH and checked tool catcher. Pulled cable up to Schlumberger work shop on main deck.  Built Schlumberger cable head. 

Parallel activity: Abseilers continued in derrick re-arranging the lifting equipment on FWD PRS.

dTimEnd: 2008-10-15T02:00:00+02:00
dTimStart: 2008-10-15T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Made up control lines to HMV and leak tested 210bars 10mins. Made up control line to DHSV and leak tested to 520 bars 10min.

Parallel activity: Abseilers continued in derrick re-arranging the lifting equipment on FWD PRS.  Held tool box talk/SJA in dog house with all involved personnel prior to re-align FWD PRS.

dTimEnd: 2008-10-15T04:45:00+02:00
dTimStart: 2008-10-15T02:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Started to make up lubricator in Moon Pool.

 Parallel activity: Started to re-align FWD PRS as per SJA/ PLAN.

dTimEnd: 2008-10-15T06:00:00+02:00
dTimStart: 2008-10-15T04:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Continued making up lubricator in Moon Pool.

dTimEnd: 2008-10-15T07:00:00+02:00
dTimStart: 2008-10-15T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Continued rig up equipment in the Moon Pool.

Parallel activity: Held tool box talk with new crew & commenced to re-align FWD PRS as per SJA / PLAN.

dTimEnd: 2008-10-15T09:00:00+02:00
dTimStart: 2008-10-15T07:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Continued rig up equipment in the Moon Pool. Rigged up lifting arrangement for the Lubricator.

Parallel activity: FWD PRS now in vertical position. Secured & investigated upper shaft, & made forward plan.

dTimEnd: 2008-10-15T14:00:00+02:00
dTimStart: 2008-10-15T09:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Lowered gun into the Moon Pool. Continued making up lubricator.

Parallel activity: Held tool box talk with Abseilers and Varco prior to inspection of PRS.

dTimEnd: 2008-10-15T14:30:00+02:00
dTimStart: 2008-10-15T14:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Rigged up air hoist for handling BHA. Made up Lubricator to the BOP.

Parallel activity: Abseilers and Varco inspected the FWD PRS.

dTimEnd: 2008-10-15T17:30:00+02:00
dTimStart: 2008-10-15T14:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Pulled back the tool string into the tool catcher. Held tool box talk prior and leak tested lubricator 20/345 bars for 5/10min.

Parallel activity: Abseilers and Varco inspected the FWD PRS.

dTimEnd: 2008-10-15T19:00:00+02:00
dTimStart: 2008-10-15T17:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to make up 3 3/8" guns.

dTimEnd: 2008-10-15T19:30:00+02:00
dTimStart: 2008-10-15T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Picked up 3 3/8" gun and found lifting heights not to be sufficient. Re-arranged Air hoist. 

dTimEnd: 2008-10-15T22:00:00+02:00
dTimStart: 2008-10-15T19:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Picked up and landed of the 3 3/8" gun in the WL BOP. 

dTimEnd: 2008-10-16T00:00:00+02:00
dTimStart: 2008-10-15T22:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: