Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-04-08T00:00:00+02:00 to 1993-04-09T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 140.9
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-04-09T00:00:00+02:00
dTimDiaHoleStart: 1993-03-26T00:00:00+01:00
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *PRESS TEST BOP
*RIH WITH TCP AND TEST STRING
hpht: 0
md: -999.99
mdCsgLast: 4640
mdPlanned: -999.99
reportNo: 144
ropCurrent: -999.99
sum24Hr: *RIH WITH 6" MILL TO 4500 M, CLEANED LINER HANGER, POOH
*RIH WITH BOP TEST TOOL - NEG. POOH AND CHANGED SEAL ON TEST TOOL,
 RIH WITH JET SUB AND TEST TOOL, WASHED WH AND LANDED IN WH.
*PRESS TESTED BOP - LEAKING. PULLED TEST PLUG ABOVE BOP, GAINED
 1 M3. FLOWTESTED WELL - OK.
*PRESS TESTED BOP
tightWell: 0
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-04-08T06:00:00+02:00
density: 1.15
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: BRINE
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: CONT POOH WITH PBR MILL FROM 1377 M
dTimEnd: 1993-04-08T04:00:00+02:00
dTimStart: 1993-04-08T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: P/U AND BREAK OFF ONE SINGLE TUBING BELOW HRS FLOWHEAD, L/D SAME
dTimEnd: 1993-04-08T05:00:00+02:00
dTimStart: 1993-04-08T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: M/U BHA WITH 6" MILL AND RIH TO 154 M
dTimEnd: 1993-04-08T06:00:00+02:00
dTimStart: 1993-04-08T05:00:00+02:00
md: 154
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: CONT RIH WITH 6" MILL FROM 154 TO 2200 M
dTimEnd: 1993-04-08T11:30:00+02:00
dTimStart: 1993-04-08T06:00:00+02:00
md: 2200
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: CUT AND SLIPPED DRILL LINE
dTimEnd: 1993-04-08T12:30:00+02:00
dTimStart: 1993-04-08T11:30:00+02:00
md: 2200
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: operation failed
comments: CONT RIH FROM 2200 TO 4500 M WASHED LINER PBR/HANGER AREA FROM 3188 TO 3205 M
dTimEnd: 1993-04-08T16:30:00+02:00
dTimStart: 1993-04-08T12:30:00+02:00
md: 4500
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
comments: POOH WITH 6" MILL
dTimEnd: 1993-04-09T00:00:00+02:00
dTimStart: 1993-04-08T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: formation evaluation -- rig up/down
state: ok
stateDetailActivity: operation failed
Lithology and shows: