Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-22T00:00:00+01:00 to 2009-02-23T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-23T00:00:00+01:00
dTimDiaHoleStart: 2009-02-18T23:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue RIH with 7" completion to 2300m. Make up ASV and DHSV.
hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 35
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: Continued RIH with 7" completion from 1206m to 1998m. Rejected 7 joints in total 22.  





tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued RIH with 7" tubing, from 1041m - 1206m. Ran only tubing from Volve batch. Rejected 3 jnts. Total laid out 15 jnts. Running speed 28 m/hour. Tested DHPG every 30 min.
dTimEnd: 2009-02-22T06:00:00+01:00
dTimStart: 2009-02-22T00:00:00+01:00
md: 1206
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Laid out one jnt picked new one RIH from 1206m to 1217m.
dTimEnd: 2009-02-22T07:00:00+01:00
dTimStart: 2009-02-22T06:00:00+01:00
md: 1217
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box talk and picked up and made up GLV, installed Flatpack in guard rail on GLV.

dTimEnd: 2009-02-22T10:00:00+01:00
dTimStart: 2009-02-22T07:00:00+01:00
md: 1237
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Continued RIH with 7" tubing, from 1237m to 1616m. Rejected 3 joints. Total rejected 18 jnts. Running speed 42 m/hour. Tested DHPG every 30 min. Changed grease to OCR 325 AG API modifirer 

dTimEnd: 2009-02-22T19:00:00+01:00
dTimStart: 2009-02-22T10:00:00+01:00
md: 1616
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Continued RIH with 7" tubing, from 1616m to 1808m. Running speed 48 m/hour. Tested DHPG every 30 min. 

dTimEnd: 2009-02-22T23:00:00+01:00
dTimStart: 2009-02-22T19:00:00+01:00
md: 1808
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Attempted to make up TBG. Due to bad torque up at shoulder/damaged threads as bracking out, damaged box of joint in RT. Rejected 2 joints. Total rejected 20 jnts.
dTimEnd: 2009-02-23T00:00:00+01:00
dTimStart: 2009-02-22T23:00:00+01:00
md: 1796
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: