Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-06-29T00:00:00+02:00 to 2016-06-30T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-06-30T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Wait for cutting equipment and personnel to arrive
- R/U WL equipment, RIH w/ WL cutter and cut drill pipe. POOH
- POOH w/ drill pipe string
hpht: 0
md: -999.99
mdCsgLast: 2507.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 15
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Attempted to fish and pull 10 3/4 x 9 5/8 csg. Engaged fish on spear but not able to pull csg OOH. 
- Released spear, POOH
- RIH w/ 9 5/8 csg cutter, cut csg @ 2361m  
- Attempted to POOH, got stuck w/ cutter BHA @ 2362m
tightWell: 0
tvdCsgLast: 2445.8
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Pulled up and observed 10T overpull
dTimEnd: 2016-06-29T00:15:00+02:00
dTimStart: 2016-06-29T00:00:00+02:00
md: 153
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH spear BHA #20 and inspected same, spear ok
dTimEnd: 2016-06-29T01:00:00+02:00
dTimStart: 2016-06-29T00:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Broke off 12,25 guide sleeve. P/U single DC
dTimEnd: 2016-06-29T02:15:00+02:00
dTimStart: 2016-06-29T01:00:00+02:00
md: 65
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: RIH spear BHA #21 to 155m. L/D single for space out. M/U TDS to string
dTimEnd: 2016-06-29T02:45:00+02:00
dTimStart: 2016-06-29T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Engaged spear to fish @155m. Pulled 8T overpull. Slacked off weight. Spear released. RIH spear to 156m. Engaged spear and pulled to 270T (40t overpull). Fish is not free. Moved string up/down between 150T-270T several times. Fish not free. Pulled in steps to max 320T on Martin Decker (90t overpull). Measured stretch in pipe - 3,2m. Estimated neutral point depth @ 2300m
dTimEnd: 2016-06-29T04:00:00+02:00
dTimStart: 2016-06-29T02:45:00+02:00
md: 156
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Released spear. POOH to surface. R/B spear in derrick. Observed damage on grapple (crack)
dTimEnd: 2016-06-29T05:00:00+02:00
dTimStart: 2016-06-29T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Cleaned drill floor
dTimEnd: 2016-06-29T05:30:00+02:00
dTimStart: 2016-06-29T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: P/U cutter BHA #22
dTimEnd: 2016-06-29T06:00:00+02:00
dTimStart: 2016-06-29T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: RIH w/ cutter BHA #22 to 169 m
dTimEnd: 2016-06-29T07:15:00+02:00
dTimStart: 2016-06-29T06:00:00+02:00
md: 169
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Installed auto slips
dTimEnd: 2016-06-29T07:30:00+02:00
dTimStart: 2016-06-29T07:15:00+02:00
md: 169
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: RIH from 169 m to 692 m. Filled string
dTimEnd: 2016-06-29T08:00:00+02:00
dTimStart: 2016-06-29T07:30:00+02:00
md: 692
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Waited on further instructions, Meanwhile carried ou rig floor maintenance and PM
dTimEnd: 2016-06-29T09:45:00+02:00
dTimStart: 2016-06-29T08:00:00+02:00
md: 692
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: RIH from 692m to 1600m
dTimEnd: 2016-06-29T10:30:00+02:00
dTimStart: 2016-06-29T09:45:00+02:00
md: 1600
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Filled string
dTimEnd: 2016-06-29T10:45:00+02:00
dTimStart: 2016-06-29T10:30:00+02:00
md: 1600
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: RIH from 1600m to 2340m. Picked up 2 singles from deck for space out
dTimEnd: 2016-06-29T12:15:00+02:00
dTimStart: 2016-06-29T10:45:00+02:00
md: 2340
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Took cutting parameters and cut csg  at 2361m with 330 lpm, 100 rpm, 9-11 Knm
dTimEnd: 2016-06-29T12:45:00+02:00
dTimStart: 2016-06-29T12:15:00+02:00
md: 2363
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Observed overpull when picking up work string between 138t and 300t on martin decker. String stuck @ 2362m.  Tried to work string free. Max pulled to 320t, max torque 40knm, sat down all string weight. No success to get string free. Evaluated further steps, started mobilizing WL cutter equipment to cut inside DP.
dTimEnd: 2016-06-29T18:00:00+02:00
dTimStart: 2016-06-29T12:45:00+02:00
md: 2362
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Waited on further instructions, meanwhile drillfloor prepared to work on PRS
dTimEnd: 2016-06-29T19:00:00+02:00
dTimStart: 2016-06-29T18:00:00+02:00
md: 2362
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Waited for WL cutting equipment and personnel to be mobilized. Meanwhile worked on repairing forward PRS
dTimEnd: 2016-06-30T00:00:00+02:00
dTimStart: 2016-06-29T19:00:00+02:00
md: 2362
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
Lithology and shows: