Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2008-04-09T00:00:00+02:00 to 2008-04-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
daysBehind: 20.6
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-04-10T00:00:00+02:00
dTimDiaHoleStart: 2008-04-07T20:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 7" tubing to 2661 m MD. Space out tubing. Install tubing hanger. Land tubing hanger in surface wellhead.
hpht: 0
md: 3510
mdCsgLast: 3508
mdDiaHoleStart: 3510
mdPlanned: -999.99
mdPlugTop: 3448
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 94
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Ran 7" tubing from 750 m to 2164 m MD. Picked up and made up completion assy#3 DHSV.
tightWell: 0
tvd: 3138.8
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2008-04-09T16:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 3510
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-04-10T00:00:00+02:00
equivalentMudWeight: 1.08
md: 3510
readingKind: measured
Survey stations:
Activities:
comments: RIH with 7" 29# S13%Cr tubing from 238 m to 561 m MD. Running speed 30 sec per joint. Checked self filling of tubing - ok.
dTimEnd: 2008-04-09T02:45:00+02:00
dTimStart: 2008-04-09T00:00:00+02:00
md: 561
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Handover for short change of Mærsk crew. Held toolbox talk for continued operations. Greased PS-30 and elevator.
dTimEnd: 2008-04-09T03:15:00+02:00
dTimStart: 2008-04-09T02:45:00+02:00
md: 561
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" 29# S13%Cr tubing from 561 m to 750 m MD. Reduced running speed to 1 min per joint in 9 5/8" casing. Checked self filling of tubing - ok.
dTimEnd: 2008-04-09T06:00:00+02:00
dTimStart: 2008-04-09T03:15:00+02:00
md: 750
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" 29# S13%Cr tubing from 750 m to 834 m MD.
dTimEnd: 2008-04-09T06:45:00+02:00
dTimStart: 2008-04-09T06:00:00+02:00
md: 834
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Bad make up on joint #189, laid out same. Broke out box on joint #190. Inspected pin and made up new box on joint #190. Moved mobile cherry picker to aft part of drillfloor for use on aft PRS.
dTimEnd: 2008-04-09T08:00:00+02:00
dTimStart: 2008-04-09T06:45:00+02:00
md: 834
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" 29# S13%Cr tubing from 834 m to 963 m MD.
dTimEnd: 2008-04-09T10:00:00+02:00
dTimStart: 2008-04-09T08:00:00+02:00
md: 963
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Bad make up on joint #177,  laid out same. Broke out box on joint #178. Inspected pin and made up new box on joint #178.
dTimEnd: 2008-04-09T10:45:00+02:00
dTimStart: 2008-04-09T10:00:00+02:00
md: 963
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" 29# S13%Cr tubing from 963 m to 1345 m MD.
dTimEnd: 2008-04-09T15:00:00+02:00
dTimStart: 2008-04-09T10:45:00+02:00
md: 1345
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Not able to make up joint #146, laid out same. Inspected box - negative. Laid out joint 145.
dTimEnd: 2008-04-09T16:15:00+02:00
dTimStart: 2008-04-09T15:00:00+02:00
md: 1333
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" 29# S13%Cr tubing from 1333 m to 1434 m MD.
dTimEnd: 2008-04-09T17:45:00+02:00
dTimStart: 2008-04-09T16:15:00+02:00
md: 1434
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Inspected threads on joint #134 - negative - laid out joint.
dTimEnd: 2008-04-09T18:00:00+02:00
dTimStart: 2008-04-09T17:45:00+02:00
md: 1434
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" 29# S13%Cr tubing from 1434 m to 1455 m MD.
dTimEnd: 2008-04-09T18:30:00+02:00
dTimStart: 2008-04-09T18:00:00+02:00
md: 1455
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Inspected threads on joint #129 - negative - laid out joint. Mærsk crew change and toolbox talk.
dTimEnd: 2008-04-09T19:45:00+02:00
dTimStart: 2008-04-09T18:30:00+02:00
md: 1455
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" 29# S13%Cr tubing from 1455 m to 1743 m MD.
dTimEnd: 2008-04-10T00:00:00+02:00
dTimStart: 2008-04-09T19:45:00+02:00
md: 1743
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: