Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-07-08T00:00:00+02:00 to 2013-07-09T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-09T00:00:00+02:00
dTimDiaHoleStart: 2013-07-06T12:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rig up for wireline.
Prepare equipment for perforation.
hpht: 0
md: 4768.7
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 42
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Terminated and tested XMT.
Rigged up for wireline.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Erected scaffolding in derrick to enable access to aft PRS.
Replaced junction box aft PRS.
Performed planned maintenance on TDS and BOP.
Prepared to rig up wireline equipment.

Meanwhile:
Performed termination of control system and flowlines on XMT.

At 16:30 hrs the well was handed back from Maersk Production.
dTimEnd: 2013-07-08T16:30:00+02:00
dTimStart: 2013-07-08T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Held pre-job meeting.
Pressure tested XMT body and associated valves to 35 / 345 bar - 5 / 10 minutes.


dTimEnd: 2013-07-09T00:00:00+02:00
dTimStart: 2013-07-08T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: