Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-08T00:00:00+02:00 to 2014-04-09T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-09T00:00:00+02:00
dTimDiaHoleStart: 2014-04-08T18:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: R/U wire line equipment. Pressure test rig up. Preparing tool string for run no. 1. M/U tool string and gun assy for run no 1. RIH with assy no 1 to LC. Performing G-ray/CCL logging from 4035 m to 3530 m. Correlate for perforation from 3973 m to 3991 m. Perforate interval # 1. POOH with wire line tool string no.1.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 47
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Maersk production performing commission XMT. R/U wire line equipment.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-04-08T21:00:00+02:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Maersk production performing commission XMT.
Installed drilling hatches for F1 and solid hatch for F6 on weather deck.
dTimEnd: 2014-04-08T01:00:00+02:00
dTimStart: 2014-04-08T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Maersk production performing commission XMT.
Removed flowline F1 and connected hydraulic lines to x-mas tree.
Prepared for pressure test on X-mas tree. R/U pressure test hose in moonpool.
Prepared for line test.
dTimEnd: 2014-04-08T06:00:00+02:00
dTimStart: 2014-04-08T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Maersk production performing commission XMT.
Meanwhile performed pre-job meeting prior to pressure test x-mas tree.
Performed line test to 380 bar. Pressure tested x-mas tree body to 35/380 bar 5/10 min.
Inflow tested LMV and HMV to 300 bar for 10 min.
Retrieved 6 3/8" BPV from well head. Flushed x-mas tree and closed SV.
Pressure tested tubing and liner to 380 bar in steps and held pressure for 30 min. 
1334 ltr pumped, 1316 ltr received.
Installed flow line.
Performed 3D survey of dolly tracks.
Perfomed vibration tests on mud pump # 1.
Preparing for R/U wire line equipment.
Received well from Maersk production at 18:30 hrs.
dTimEnd: 2014-04-08T18:30:00+02:00
dTimStart: 2014-04-08T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Preparing for R/U wire line equipment.
dTimEnd: 2014-04-08T19:00:00+02:00
dTimStart: 2014-04-08T18:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting and SJA prior to install wire line BOP.
dTimEnd: 2014-04-08T19:30:00+02:00
dTimStart: 2014-04-08T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Positioned grease skid and bottle rack as per Aker/Schlumberger instructions. Transferred riser Joints and X/O to rig floor.
dTimEnd: 2014-04-08T20:30:00+02:00
dTimStart: 2014-04-08T19:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: M/U first riser joint and X/O. Land off bottom riser joint and M/U same.
dTimEnd: 2014-04-08T21:00:00+02:00
dTimStart: 2014-04-08T20:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Installed wire line BOP.
dTimEnd: 2014-04-08T21:45:00+02:00
dTimStart: 2014-04-08T21:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to M/U wire line riser and lubricator.
dTimEnd: 2014-04-08T22:00:00+02:00
dTimStart: 2014-04-08T21:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: M/U wire line riser and L/D same on HTS. Removed 15 K line from well head area. R/U manifold and lines for wire line operations on well head area.
dTimEnd: 2014-04-08T23:15:00+02:00
dTimStart: 2014-04-08T22:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: P/U wire line riser from HTS and landed off and M/U to wire line BOP.
dTimEnd: 2014-04-09T00:00:00+02:00
dTimStart: 2014-04-08T23:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: