Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-01-13T00:00:00+01:00 to 1993-01-14T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 73.1
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-01-14T00:00:00+01:00
dTimDiaHoleStart: 1992-12-18T12:00:00+01:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: RUN 9 5/8" CASING
CIRC/DISPLACE CASING WITH 1,55 SG MUD
hpht: 0
md: 3580
mdCsgLast: 1481.7
mdDiaHoleStart: 1493
mdPlanned: -999.99
mdStrengthForm: 1482
reportNo: 75
ropCurrent: -999.99
strengthForm: 1.73
sum24Hr: POOH FROM 3480 M
RIH, WASHED BOP AND WH AREA,RETRIEVED WEAR BUSHING
REPARIED UPPER RACKING ARM
WASHED WH, POOH
R/U AND RIH WITH 9 5/8" CASING AT 810 M
tightWell: 0
tvd: 2505.8
tvdStrengthForm: 1270
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-01-13T05:30:00+01:00
density: 1.6
locationSample: Active pit
md: -999.99
mudClass: oil based
presBopRating: -999.99
pv: 51
type: PETROFREE
visFunnel: 195
yp: 12.5
dTim: 1993-01-13T14:30:00+01:00
density: -999.99
locationSample: Active pit
md: -999.99
mudClass: oil based
presBopRating: -999.99
pv: 50
type: PETROFREE
visFunnel: 227
yp: 12.5
Pore pressure:
dTim: 1993-01-14T00:00:00+01:00
equivalentMudWeight: 1.2
md: 2929
readingKind: estimated
dTim: 1993-01-14T00:00:00+01:00
equivalentMudWeight: 1.04
md: 3580
readingKind: estimated
Survey stations:
Activities:
comments: CONT CIRCULATION AND TREATED MUD, REDUSED MW FROM 1,62 TO 1,60 SG. PUMPED 2200 LPM WITH 264 BAR AND 135 RPM.
dTimEnd: 1993-01-13T05:30:00+01:00
dTimStart: 1993-01-13T00:00:00+01:00
md: 3570
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: FLOWCHECKED 10 MIN, POOH TO RUN 9 5/8" CASING, AT 3480 M.
dTimEnd: 1993-01-13T06:00:00+01:00
dTimStart: 1993-01-13T05:30:00+01:00
md: 3480
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: CONT POOH WITH 12 1/4" BIT FROM 3480 M. BACKREAMED FROM 3030 TO 2990 M FLOWCHECKED AT 2350 AND 1475 M. L/D BIT AND BHA, DUMPED MEMORY ON MWD TOOL.
dTimEnd: 1993-01-13T15:00:00+01:00
dTimStart: 1993-01-13T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH WITH JET SUB AND WASHED BOP/WH, M/U SPRING LOADED TOOL AND CONT RIH AND RETRIEVED WEAR BUSHING. PERFORMED "VETCO" MEASUREMENTS.
dTimEnd: 1993-01-13T17:30:00+01:00
dTimStart: 1993-01-13T15:00:00+01:00
md: 103
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: REPAIRED UPPER RACKING ARM
dTimEnd: 1993-01-13T18:30:00+01:00
dTimStart: 1993-01-13T17:30:00+01:00
md: 103
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: POOH, L/D WB. WASHED WH SEAL AREA AND BOP AND CONT POOH.
dTimEnd: 1993-01-13T19:30:00+01:00
dTimStart: 1993-01-13T18:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/U TO RUN 9 5/8" CASING, INST TAM TOOL. HELD PRE-JOB MEETING WITH CREW
dTimEnd: 1993-01-13T22:00:00+01:00
dTimStart: 1993-01-13T19:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RAN SHOE JNT, 1 CSG JNT AND FLOAT JNT, CHECKED FLOAT. THREAD LOCKED SHOE JNT AND FLOAT JNT TO INTERMEDITATE JNT. RAN 9 5/8" CSG TO 76 M. FILLED EVERY JNT WITH 1,60 SG MUD.
dTimEnd: 1993-01-14T00:00:00+01:00
dTimStart: 1993-01-13T22:00:00+01:00
md: 76
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: