Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-17T00:00:00+01:00 to 2009-02-18T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-18T00:00:00+01:00
dTimDiaHoleStart: 2009-02-16T11:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 30
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: None
tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued picking up 3½" DP from cantilever and RIH in singles from 36m to 53m.

dTimEnd: 2009-02-17T00:30:00+01:00
dTimStart: 2009-02-17T00:00:00+01:00
md: 53
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Installed automatic slips.

dTimEnd: 2009-02-17T00:45:00+01:00
dTimStart: 2009-02-17T00:30:00+01:00
md: 53
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued picking up 3½" DP from cantilever and RIH in singles from 53m to 80m.

dTimEnd: 2009-02-17T01:00:00+01:00
dTimStart: 2009-02-17T00:45:00+01:00
md: 80
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed to backup elevators due to problems with primary elevators.

dTimEnd: 2009-02-17T01:30:00+01:00
dTimStart: 2009-02-17T01:00:00+01:00
md: 80
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Continued picking up 3½" DP from cantilever and RIH in singles from 80m to 371m

dTimEnd: 2009-02-17T03:15:00+01:00
dTimStart: 2009-02-17T01:30:00+01:00
md: 371
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed inserts in elevators to 5" DP.

dTimEnd: 2009-02-17T03:30:00+01:00
dTimStart: 2009-02-17T03:15:00+01:00
md: 371
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Picked up and made up assy #3, 7" polish mill and well commisioner. Changed inserts in PS21. Picked up and made up assy#4, well patroler/sweep magnet.

dTimEnd: 2009-02-17T04:15:00+01:00
dTimStart: 2009-02-17T03:30:00+01:00
md: 395
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued RIH well clean out assy on 5" DP from 395m to 1399m.
dTimEnd: 2009-02-17T05:45:00+01:00
dTimStart: 2009-02-17T04:15:00+01:00
md: 1399
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Made up 5½" XO. Made up TDS and broke circulation 1000l/m 54bar.
dTimEnd: 2009-02-17T06:00:00+01:00
dTimStart: 2009-02-17T05:45:00+01:00
md: 1399
phase: fixed
proprietaryCode: completion -- stimulate
state: ok
stateDetailActivity: success
comments: Stopped circulation and disconnected from TDS. Broke out and laid out 5½" XO. Changed inserts in elevator to 5½''. Picked up 10-3/4" casing clean out assy and made up same.

dTimEnd: 2009-02-17T07:00:00+01:00
dTimStart: 2009-02-17T06:00:00+01:00
md: 1413
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held tool box prior to RIH with clean out assy's. Inspected PRS dies.

dTimEnd: 2009-02-17T07:15:00+01:00
dTimStart: 2009-02-17T07:00:00+01:00
md: 1413
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Problem with BX elevator function investigated. Installed gauges on elevators & tested same.

dTimEnd: 2009-02-17T08:00:00+01:00
dTimStart: 2009-02-17T07:15:00+01:00
md: 1413
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Picked up one single and continued RIH with clean up assy's from 1413m to 1910m. Made up TDS & staged up pump rate to 1800 lpm, 160 bars, reciprocated full std and scraped FLX Packer setting depth area 3 times. Up/down weight 125/110 MT.

dTimEnd: 2009-02-17T09:45:00+01:00
dTimStart: 2009-02-17T08:00:00+01:00
md: 1910
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued to RIH  from 1910m to 2798m. Up/down weight 160/128 MT (rpm 20 = 8-11 torque). Circulated 50m³ OBM at 1774 lpm, 162 bars.

dTimEnd: 2009-02-17T12:15:00+01:00
dTimStart: 2009-02-17T09:45:00+01:00
md: 2798
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH slowly trough 7" liner top with 6" bit, while circulating with 500lpm, 24 bars and rotating (20-40 RPM), no obstruction. Continued RIH 2 stands below TOL from 2798m to 3159m, and stopped pumping.

dTimEnd: 2009-02-17T14:15:00+01:00
dTimStart: 2009-02-17T12:15:00+01:00
md: 3159
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Made up TDS. RIH until 9-5/8" scraper at 2790m, and scraped packer setting depth +/- 15m from 2790m 3 times. Down/up weight 132/164 MT, 1800 lpm, 188bar, rpm 20, 9 - 11 kNm. RIH and tagged top of liner 2812.9m, bit depth 3190.6m.

dTimEnd: 2009-02-17T15:00:00+01:00
dTimStart: 2009-02-17T14:15:00+01:00
md: 3190.6
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: POOH until PBR polish mill 5 m above top of 7" liner PBR. Established rotation 40 rpm and 500 lpm. Entered the PBR while rotating with the Polish Mill assy. Set down 1-2 MT on top of the PBR, while rotating, and dressed top of PBR. Pulled out of the PBR with rotation. Repeated operation 1 time without setting weight down, polished inside PBR. Pulled polish mill above liner top.

dTimEnd: 2009-02-17T15:15:00+01:00
dTimStart: 2009-02-17T15:00:00+01:00
md: 3185
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Circulated and conditioned mud with 2220 lpm, 273 bars, 40 rpm, 10 - 12 kNm.

dTimEnd: 2009-02-17T17:30:00+01:00
dTimStart: 2009-02-17T15:15:00+01:00
md: 3185
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held tool box talk and set the pack-off on well commisioner as per SPS instructions.

dTimEnd: 2009-02-17T18:00:00+01:00
dTimStart: 2009-02-17T17:30:00+01:00
md: 3191
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Lined up on trip tank, closed upper rams, pressured up well commissioner to 70 bar/ 10 min using the cement unit.

dTimEnd: 2009-02-17T18:30:00+01:00
dTimStart: 2009-02-17T18:00:00+01:00
md: 3191
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Bled off pressure, opened upper rams, unseated the well commissioner and prepared for in-flow test of 7" liner.
dTimEnd: 2009-02-17T19:00:00+01:00
dTimStart: 2009-02-17T18:30:00+01:00
md: 3191
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Lined up for pumping base oil.

dTimEnd: 2009-02-17T19:15:00+01:00
dTimStart: 2009-02-17T19:00:00+01:00
md: 3191
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior  to displace DP to base oil down to TOL and perform inflow test of 7" liner.

dTimEnd: 2009-02-17T19:45:00+01:00
dTimStart: 2009-02-17T19:15:00+01:00
md: 3191
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Displaced Kill and Choke hoses to base oil at 1000lpm.

dTimEnd: 2009-02-17T20:00:00+01:00
dTimStart: 2009-02-17T19:45:00+01:00
md: 3191
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Lined up and displaced DP to base oil 30,7m³, 0.82 SG, 500lpm, final pressure 141bars.

dTimEnd: 2009-02-17T21:15:00+01:00
dTimStart: 2009-02-17T20:00:00+01:00
md: 3191
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Allowed for thermal expansion, lined up to cement unit for pressure reading and bleeding off.

dTimEnd: 2009-02-17T21:30:00+01:00
dTimStart: 2009-02-17T21:15:00+01:00
md: 3191
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Took up/down weights 157/127 MT. Set the Well Commissioner by landing on the liner top. 

dTimEnd: 2009-02-17T21:45:00+01:00
dTimStart: 2009-02-17T21:30:00+01:00
md: 3191
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Allowed for pressure to stabilize 164bar. Emptied trip tank and monitor well on flow line visually.

dTimEnd: 2009-02-17T22:30:00+01:00
dTimStart: 2009-02-17T21:45:00+01:00
md: 3191
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Bled down standpipe from 164bar in 25-30bar increments to 10bars and allowed thermal expansion.

Simultaneously prepared pits and fluids for wash train.

dTimEnd: 2009-02-18T00:00:00+01:00
dTimStart: 2009-02-17T22:30:00+01:00
md: 3191
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: