Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-05-24T00:00:00+02:00 to 2008-05-25T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-05-25T00:00:00+02:00
dTimDiaHoleStart: 2008-05-22T05:15:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 9 5/8" csg from 339 m  to 1189 m. RU 10 3/4" csg handling equipment and FAC tool. RIH with 10 3/4" csg from 1189 m to 2100 m.
hpht: 0
md: 2788
mdCsgLast: 2275.4
mdDiaHoleStart: 2284
mdPlanned: -999.99
mdStrengthForm: 2284
presTestType: leak off test
reportNo: 39
ropCurrent: -999.99
strengthForm: 1.74
sum24Hr: Continue LD 12 1/4" BHA from 88 m to OOH. Jetted wear bushing area and pulled wear bushing. Inspected top drive and derrick for loose items. RU 9 5/8" csg running equipment. RIH with 9 5/8" csg from surface to 339 m.
tightWell: 0
tvd: 2728.4
tvdCsgLast: 2274.1
tvdStrengthForm: 2281
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-05-24T16:00:00+02:00
density: 1.3
locationSample: Active pit
md: 2788
mudClass: oil based
presBopRating: 690
pv: 22
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 9.5
dTim: 2008-05-24T21:00:00+02:00
density: 1.3
locationSample: Active pit
md: 2788
mudClass: oil based
presBopRating: 690
pv: 22
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 9.5
Pore pressure:
dTim: 2008-05-25T00:00:00+02:00
equivalentMudWeight: 1.03
md: 2788
readingKind: estimated
Survey stations:
Activities:
comments: Continued POOH with 12 1/4" BHA from 2583 m and into 14" csg shoe at 2259. Flow checked well for 15 min. Ok.

Meanwhile performed gyro survey on connection while POOH.
dTimEnd: 2008-05-24T01:30:00+02:00
dTimStart: 2008-05-24T00:00:00+02:00
md: 2259
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 12 1/4" BHA from 2259 m to 133 m.

Meanwhile performed gyro survey on connection while POOH.
dTimEnd: 2008-05-24T04:30:00+02:00
dTimStart: 2008-05-24T01:30:00+02:00
md: 133
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: BO stand to pick out gyro string. Found gyro tool to be 1 m below connection. MU dedicated fishing tool on tugger and removed tool string out of HWDP. Managed to get gyro data from 2655,9 m to mudline.

Meanwhile flow checked well. Ok.
dTimEnd: 2008-05-24T05:30:00+02:00
dTimStart: 2008-05-24T04:30:00+02:00
md: 133
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: RB and LD 12 1/4" BHA from 133 m to 88 m.
dTimEnd: 2008-05-24T06:00:00+02:00
dTimStart: 2008-05-24T05:30:00+02:00
md: 88
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: RB and LD 12 1/4" BHA from 88 m to OOH. Cleaned and cleared rig floor.
dTimEnd: 2008-05-24T10:45:00+02:00
dTimStart: 2008-05-24T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Held tool box talk with involved personnel. MU and RIH with jet sub and wear bushing retrieving tool from surface to 138 m.
dTimEnd: 2008-05-24T12:30:00+02:00
dTimStart: 2008-05-24T10:45:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Jetted area from 138 m to 142 m. Released wear bushing and POOH. LO WBRT assembly and jet sub.
dTimEnd: 2008-05-24T16:00:00+02:00
dTimStart: 2008-05-24T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor prior to rigging up for csg equipment.
dTimEnd: 2008-05-24T16:45:00+02:00
dTimStart: 2008-05-24T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Serviced TDS and inspected derrick and top drive for loose items after drilling 12 1/4" section.
dTimEnd: 2008-05-24T17:45:00+02:00
dTimStart: 2008-05-24T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RU 9 5/8" csg running equipment.
dTimEnd: 2008-05-24T19:00:00+02:00
dTimStart: 2008-05-24T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held time out for safety with both crews.
dTimEnd: 2008-05-24T19:30:00+02:00
dTimStart: 2008-05-24T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continue RU 9 5/8" csg running equipment.
dTimEnd: 2008-05-24T22:30:00+02:00
dTimStart: 2008-05-24T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held pre job meeting for running csg with focuse on red zone policy. Built scaffolding shelter for csg tong operator on drillfloor.
dTimEnd: 2008-05-24T23:30:00+02:00
dTimStart: 2008-05-24T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: PU shoe joint.
dTimEnd: 2008-05-25T00:00:00+02:00
dTimStart: 2008-05-24T23:30:00+02:00
md: 12
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: