Daily Drilling Report
Well: NO 15/9-F-7
Report period: 2015-02-07T00:00:00+01:00 to 2015-02-08T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-05-01T00:00:00+02:00
dateDrillComplete: 2007-10-04
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-02-08T00:00:00+01:00
dTimDiaHoleStart: 2015-02-07T00:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: P/U and M/U tubing hanger. Splice ESP cable to penetrator pigtail. Land and test TH. Nipple down diverter and surface riser. Install tubing bonnet, spacer spool and ball valve. Nipple up flowline. Handover well to production. 
Demobilize after ESP campaign.
hpht: 0
md: 1083
mdCsgLast: 1062
mdDiaHoleStart: 0
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 4
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Installed RT on TH assembly. M/U ESP assemblies and RIH with same on 7 5/8" tubing to 323 m.
tightWell: 0
tvdCsgLast: 1056.7
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Cleaned and cleared rig floor.
dTimEnd: 2015-02-07T00:15:00+01:00
dTimStart: 2015-02-07T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Installed rotator arm on elevator. Installed #2 bowls.
dTimEnd: 2015-02-07T00:30:00+01:00
dTimStart: 2015-02-07T00:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for changing RT on primary TH assy.
dTimEnd: 2015-02-07T00:45:00+01:00
dTimStart: 2015-02-07T00:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Changed BX inserts to 9 5/8".
dTimEnd: 2015-02-07T01:00:00+01:00
dTimStart: 2015-02-07T00:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: P/U primary TH/RT assy and landed same in rotary. Released running tool and L/D same. Attempted to P/U back-up TH/RT assy to land same in rathole. Malfunction on forward PRS
dTimEnd: 2015-02-07T02:30:00+01:00
dTimStart: 2015-02-07T01:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Troubleshot foreward PRS.
dTimEnd: 2015-02-07T03:15:00+01:00
dTimStart: 2015-02-07T02:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: P/U back-up TH/RT and landed same in rathole. Released RT and installed same on primary TH in rotary. Meanwhile changed out ESP cable reel on catilever.
dTimEnd: 2015-02-07T03:45:00+01:00
dTimStart: 2015-02-07T03:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for L/D TH assemblies from rathole and rotary. L/D assemblies.
dTimEnd: 2015-02-07T04:30:00+01:00
dTimStart: 2015-02-07T03:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for P/U and M/U ESP assemblies. Installed stovepipe above rotary.
dTimEnd: 2015-02-07T04:45:00+01:00
dTimStart: 2015-02-07T04:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U ESP assembly 1 - Multisensor and motor. Landed lifting clamp on stovepipe in rotary. Serviced motor according to Schlumberger procedure.
dTimEnd: 2015-02-07T06:15:00+01:00
dTimStart: 2015-02-07T04:45:00+01:00
md: 10
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U ESP assembly 2 - Protector. Landed lifting clamp on stovepipe in rotary.
dTimEnd: 2015-02-07T06:45:00+01:00
dTimStart: 2015-02-07T06:15:00+01:00
md: 14
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U ESP assembly 3 - ESP pump. Landed lifting clamp on stovepipe in rotary.
dTimEnd: 2015-02-07T07:00:00+01:00
dTimStart: 2015-02-07T06:45:00+01:00
md: 17
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT with day crew.
dTimEnd: 2015-02-07T07:45:00+01:00
dTimStart: 2015-02-07T07:00:00+01:00
md: 17
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U ESP assembly 4 - Discharge pressure assembly. Landed lifting clamp on stovepipe in rotary.
dTimEnd: 2015-02-07T08:30:00+01:00
dTimStart: 2015-02-07T07:45:00+01:00
md: 17
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Changed inserts in elevator to 7 5/8".
dTimEnd: 2015-02-07T08:45:00+01:00
dTimStart: 2015-02-07T08:30:00+01:00
md: 17
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U assembly 5 - Bolt on discharge head.
dTimEnd: 2015-02-07T09:15:00+01:00
dTimStart: 2015-02-07T08:45:00+01:00
md: 17
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Pulled back to multisensor and connected hydraulic line to same. Pressure tested hydraulic line to 3000 psi.
dTimEnd: 2015-02-07T10:00:00+01:00
dTimStart: 2015-02-07T09:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH to top of motor. Tested motor and multisensor electrically. Megger tested cable
dTimEnd: 2015-02-07T11:15:00+01:00
dTimStart: 2015-02-07T10:00:00+01:00
md: 10
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Mounted banana sheave for ESP power cable on PRS. Fed cable through same.
dTimEnd: 2015-02-07T11:30:00+01:00
dTimStart: 2015-02-07T11:15:00+01:00
md: 10
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Spliced cable to connections on pump assembly.
dTimEnd: 2015-02-07T14:00:00+01:00
dTimStart: 2015-02-07T11:30:00+01:00
md: 10
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Megger tested electrical cable to pump.
dTimEnd: 2015-02-07T14:30:00+01:00
dTimStart: 2015-02-07T14:00:00+01:00
md: 10
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Serviced protector seal and filled with oil.
dTimEnd: 2015-02-07T15:30:00+01:00
dTimStart: 2015-02-07T14:30:00+01:00
md: 10
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Installed protectorliser clamps on ESP assembly. Terminated hydraulic line. Landed and secured string with manual slips in rotary.
dTimEnd: 2015-02-07T17:30:00+01:00
dTimStart: 2015-02-07T15:30:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT for running 7 5/8" tubing with ESP power cable.
dTimEnd: 2015-02-07T17:45:00+01:00
dTimStart: 2015-02-07T17:30:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: P/U and M/U first 7 5/8" tubing joint. Fitted clamp on tubing collar. Installed compact auto slips.
dTimEnd: 2015-02-07T18:30:00+01:00
dTimStart: 2015-02-07T17:45:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with ESP assemblies on 7 5/8" tubing from 21 m to 43 m. M/U control line clamp on every connection.
dTimEnd: 2015-02-07T19:00:00+01:00
dTimStart: 2015-02-07T18:30:00+01:00
md: 43
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed TBT with night crew for running 7 5/8" tubing with ESP cable.
dTimEnd: 2015-02-07T19:15:00+01:00
dTimStart: 2015-02-07T19:00:00+01:00
md: 43
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with ESP assemblies on 7 5/8" tubing from 43 m to 323 m. M/U control line clamp on every connection. Schlumberger megger tested power cable at 66 m and 173 m. Avg running speed 5,2 joints/hr.
dTimEnd: 2015-02-08T00:00:00+01:00
dTimStart: 2015-02-07T19:15:00+01:00
md: 323
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: