Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2014-01-15T00:00:00+01:00 to 2014-01-16T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-16T00:00:00+01:00
dTimDiaHoleStart: 2014-01-15T14:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Operation completed continued operation on 15/9 F-99. Await decision for F-1 operation.

hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 62
ropCurrent: -999.99
sum24Hr: R/D wire line equipment. Installed cap and needle valve on x-mas tree. Inflow tested DHSV, MMV and HMV. R/D chicksan lines and valves. Pressure tested x-mas tree cap to 250 bar. Handed over well to production.
Operation completed continued operation on 15/9 F-99. Await decision for F-1 operation.
tightWell: 0
tvd: 3212
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: R/D wire line equipment. B/D lubricator and L/D same on deck.
dTimEnd: 2014-01-15T00:45:00+01:00
dTimStart: 2014-01-15T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor for exccess wire line equipment.
dTimEnd: 2014-01-15T01:15:00+01:00
dTimStart: 2014-01-15T00:45:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: R/D wire line equipment. Disconnected top riser and removed wire line BOP.
dTimEnd: 2014-01-15T03:00:00+01:00
dTimStart: 2014-01-15T01:15:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: R/D wire line equipment. Removed spool and riser joint from x-mas tree.
dTimEnd: 2014-01-15T03:45:00+01:00
dTimStart: 2014-01-15T03:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Installed half moon on F-15 and secured same.
dTimEnd: 2014-01-15T04:30:00+01:00
dTimStart: 2014-01-15T03:45:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Flushed lines with 1 m3 packer fluid
dTimEnd: 2014-01-15T04:45:00+01:00
dTimStart: 2014-01-15T04:30:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Installed tree cap and needle valve on xmas tree.
dTimEnd: 2014-01-15T05:00:00+01:00
dTimStart: 2014-01-15T04:45:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Started to pressure test x-mas tree, DHSV, MMV and HMV. according to procedure.
dTimEnd: 2014-01-15T06:00:00+01:00
dTimStart: 2014-01-15T05:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Bullheaded 3 m3 100 % meg, 6,6 m3 packer fluid and 1,2 m3 100 % meg.
dTimEnd: 2014-01-15T09:45:00+01:00
dTimStart: 2014-01-15T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Performed inflow test on DHSV, MMV and HMV.
dTimEnd: 2014-01-15T11:30:00+01:00
dTimStart: 2014-01-15T09:45:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: R/D chicksan lines and valves from x-mas tree.
dTimEnd: 2014-01-15T12:00:00+01:00
dTimStart: 2014-01-15T11:30:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Pressure tested x-mas tree cap to 250 bar.
dTimEnd: 2014-01-15T13:30:00+01:00
dTimStart: 2014-01-15T12:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- test scsssv
state: ok
stateDetailActivity: success
comments: Cleared well head area for excces equipment.
dTimEnd: 2014-01-15T14:00:00+01:00
dTimStart: 2014-01-15T13:30:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Prepared and handed over well to production. Await decision for F-1 operation.
Operation completed continued operation on 15/9 F-99. Await decision for F-1 operation.
dTimEnd: 2014-01-15T15:00:00+01:00
dTimStart: 2014-01-15T14:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: