Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2016-08-28T00:00:00+02:00 to 2016-08-29T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-08-29T00:00:00+02:00
dTimDiaHoleStart: 2016-08-28T17:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Pressure test cement spool and KW manifold.
- Bullhead 3 x well volumes of SW
- Bullhead cement in 7" liner
- WOC
- Pressure test and inflow test cement
- Inflow test DHSV
hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 1
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Skidded cantilever to F-5
- Removed hatch
- Installed cement spool
- Rigged up chiksan hoses on cmt spool and XT.
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Performed TBT for skidding cantilever to F-5.
dTimEnd: 2016-08-28T18:00:00+02:00
dTimStart: 2016-08-28T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Prepared and skidded rig 3m port and 2m aft.
dTimEnd: 2016-08-28T19:00:00+02:00
dTimStart: 2016-08-28T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Performed TBT with ongoing crew
dTimEnd: 2016-08-28T19:15:00+02:00
dTimStart: 2016-08-28T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Prepared to continue skidding rig.
Noticed cantilever in correct position to swap hatches on F-7 and F-9 (for upcoming future operations on F-9).
dTimEnd: 2016-08-28T19:30:00+02:00
dTimStart: 2016-08-28T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Performed TBT for swapping hatches on F-7 and F-9.
Meanwhile: Worked on flow line cover.
dTimEnd: 2016-08-28T19:45:00+02:00
dTimStart: 2016-08-28T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Swapped hatches on well F-7 and F-9.
Meanwhile: Worked on flow line cover.
dTimEnd: 2016-08-28T22:00:00+02:00
dTimStart: 2016-08-28T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Skidded cantilever to well F-5
dTimEnd: 2016-08-28T22:45:00+02:00
dTimStart: 2016-08-28T22:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Installed stairs to access cantilever.
dTimEnd: 2016-08-28T23:00:00+02:00
dTimStart: 2016-08-28T22:45:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Removed hatch on F-5 and installed half moon hatches.
Meanwhile: Opened doors on BOP. Worked on flow line cover/goose neck.
dTimEnd: 2016-08-29T00:00:00+02:00
dTimStart: 2016-08-28T23:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
Lithology and shows: