Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-04-10T00:00:00+02:00 to 1993-04-11T00:00:00+02:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 142.9
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-04-11T00:00:00+02:00
dTimDiaHoleStart: 1993-03-26T00:00:00+01:00
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *REPAIR LEAKING SHEAR RAM.  CARRY OUT FULL PRESSURE TEST (345 BAR)
 AND FUNCTION TEST.   RE-RUN AND TEST BOP.
*CHANGE OUT SEAL ASSEMBLY TO METAL-TO-METAL SEAL.
hpht: 0
md: -999.99
mdCsgLast: 4640
mdPlanned: -999.99
reportNo: 146
ropCurrent: -999.99
sum24Hr: *PULLED BOP TO 33M.
*WOW
*PULLED BOP THROUGH SPLASH ZONE.
tightWell: 0
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-04-10T06:00:00+02:00
density: 1.15
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: BRINE
visFunnel: -999.99
yp: -999.99
dTim: 1993-04-10T23:00:00+02:00
density: 1.15
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: BRINE
visFunnel: -999.99
yp: -999.99
dTim: 1993-04-10T00:00:00+02:00
density: 1.15
md: -999.99
mudClass: water based
presBopRating: -999.99
pv: -999.99
type: BRINE
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: DISPLACED RISER TO SEA WATER.  OBSERVED WELL, WELL STATIC.
dTimEnd: 1993-04-10T00:30:00+02:00
dTimStart: 1993-04-10T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: PREPARED TO PULL BOP.
dTimEnd: 1993-04-10T06:00:00+02:00
dTimStart: 1993-04-10T00:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: P/U LANDING JOINT AND CONTINUED PREPARATIONS TO PULL BOP. DISCONNECTED AT 08:45 HRS.   DE-BALLASTED RIG 3M.
dTimEnd: 1993-04-10T09:00:00+02:00
dTimStart: 1993-04-10T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: MOVED RIG 25M STARBOARD
dTimEnd: 1993-04-10T10:00:00+02:00
dTimStart: 1993-04-10T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: moving -- position
state: ok
stateDetailActivity: equipment failure
comments: DISCONNECTED KILL- AND CHOKE HOSES AND RUCKER LINES. PULLED BOP TO 33M.
dTimEnd: 1993-04-10T14:30:00+02:00
dTimStart: 1993-04-10T10:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: WAITED ON WEATHER TO PULL BOP THROUGH SPLASH ZONE.
dTimEnd: 1993-04-11T00:00:00+02:00
dTimStart: 1993-04-10T14:30:00+02:00
md: 33
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: equipment failure
Lithology and shows: