Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-05-30T00:00:00+02:00 to 2009-05-31T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-05-31T00:00:00+02:00
dTimDiaHoleStart: 2009-05-19T17:00:00+02:00
diaHole: 8.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 8 1/2 drilling BHA to 4911 m MD. Drill 8 1/2" hole from 4911 m to 5150 m MD.
hpht: 0
md: 4911
mdCsgLast: 3441
mdDiaHoleStart: 3446
mdPlanned: -999.99
mdStrengthForm: 3439
presTestType: formation integrity test
reportNo: 55
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Ran BOP test plug. Tested BOP to 20/345 bar 5/10 min. Pulled BOP test plug. Changed filters and oil level sensor on TDS gearbox. Made up 8 1/2" drilling BHA and RIH to 1400 m MD.
tightWell: 0
tvd: 2791
tvdCsgLast: 2654
tvdStrengthForm: 2654
waterDepth: 91
wellheadElevation: 139
Drilling fluid:
dTim: 2009-05-30T21:00:00+02:00
density: 1.32
locationSample: Active pit
md: -999.99
mudClass: oil based
presBopRating: 690
pv: 32
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12.5
dTim: 2009-05-30T09:00:00+02:00
density: 1.32
locationSample: Active pit
md: -999.99
mudClass: oil based
presBopRating: 690
pv: 32
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12.5
Pore pressure:
dTim: 2009-05-31T00:00:00+02:00
equivalentMudWeight: 1.08
md: 4911.4
readingKind: estimated
Survey stations:
Activities:
comments: POOH with 8 1/2" drilling BHA on 5" DP from 746 m to 296 m MD.
dTimEnd: 2009-05-30T01:00:00+02:00
dTimStart: 2009-05-30T00:00:00+02:00
md: 296
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Flowchecked well before pulling BHA - well static. Removed auto slips and installed masterbushing and bowl.
dTimEnd: 2009-05-30T01:45:00+02:00
dTimStart: 2009-05-30T01:00:00+02:00
md: 296
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Recovered totco and 3" drift. Broke and racked back stand of 5" HWDP/accelerator. Broke and laid out  2 x 5" HWDP singles. Broke and racked back stand of 5"HWDP/jar. Broke and laid out AST and 2 x NMDC.
dTimEnd: 2009-05-30T04:00:00+02:00
dTimStart: 2009-05-30T01:45:00+02:00
md: 16
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with Telescope and 8 1/2" Powerdrive. Inspected bit and found good for reuse. Broke bit using bit breaker wrench and easytorque.
dTimEnd: 2009-05-30T04:30:00+02:00
dTimStart: 2009-05-30T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Broke and laid out Telescope and 8 1/2" Powerdrive Xceed.
dTimEnd: 2009-05-30T05:15:00+02:00
dTimStart: 2009-05-30T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Brought jet sub to drillfloor and hung off in RT. Brought 18 3/4" BOP test plug to drillfloor and made up same.
dTimEnd: 2009-05-30T06:00:00+02:00
dTimStart: 2009-05-30T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with 18 3/4" BOP test plug to 139 m MD.
dTimEnd: 2009-05-30T07:00:00+02:00
dTimStart: 2009-05-30T06:00:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbx talk for testing BOP. Washed across wellhead at 3000 lpm / 10 RPM. Landed BOP test plug at 139 m MD.
dTimEnd: 2009-05-30T07:45:00+02:00
dTimStart: 2009-05-30T07:00:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Tested 18 3/4" BOP and IBOPs to 30/345 bar 5/10 min.
dTimEnd: 2009-05-30T15:15:00+02:00
dTimStart: 2009-05-30T07:45:00+02:00
md: 139
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Broke out test swadge from TDS. POOH with 18 3/4" BOP test plug from 139 m MD. Broke and laid out test plug and jet sub.
dTimEnd: 2009-05-30T16:45:00+02:00
dTimStart: 2009-05-30T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Changed filters on TDS gearbox, still faulty indications. Changed level sensor on TDS gearbox . Meanwhile changed sheared coupling on encoder for drawworks motor #4.
dTimEnd: 2009-05-30T22:15:00+02:00
dTimStart: 2009-05-30T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Held toolbox talk for making up BHA.
dTimEnd: 2009-05-30T22:30:00+02:00
dTimStart: 2009-05-30T22:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up 8 1/2" PD Xceed. Made up 8 1/2" bit to PD Xceed using bit tong and easytorque. Picked up and made up Echoscope, Telescope, Sonicvison and Stethoscope. Established scribeline to Stethoscope when running in.
dTimEnd: 2009-05-31T00:00:00+02:00
dTimStart: 2009-05-30T22:30:00+02:00
md: 42
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: