Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-12-03T00:00:00+01:00 to 2014-12-04T00:00:00+01:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: 1.1
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-12-04T00:00:00+01:00
dTimDiaHoleStart: 2014-11-27T09:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH and prepare the well for production. Rig up PLT string or start rigging down equipment.
hpht: 0
md: -999.99
mdCsgLast: 4087.1
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 7
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RIH with short perforation guns and perforated zone from 3733 to 3742,6 m. POOH with BHA#3. RIH with second short perforation gun. 
tightWell: 0
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued to RIH from 500 m to 3097 meters. Toolstring stopped. Pulled up 50 meter and started tractor.
Depth      P/U weights
900 m      2900 lbs 
1300 m    3400 lbs
1700 m    4100 lbs
2100 m    4550 lbs
2500 m    5500 lbs
2900 m    6200 lbs

dTimEnd: 2014-12-03T02:40:00+01:00
dTimStart: 2014-12-03T00:00:00+01:00
md: 3097
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH using tractor from 3050 to 3620 m. WHP 80 bar. Stopped for correlation across pup.
Pick up weight 6000 lbs at 3300 m.
dTimEnd: 2014-12-03T03:55:00+01:00
dTimStart: 2014-12-03T02:40:00+01:00
md: 3620
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Pulled up and correlated across pup joint from 3582,9 to 3588,9 m. Adjusted depth by adding 3,4 meters. Continued to RIH from 3570 m to 3765 m using tractor and perform first correlation pass across perforation depth.
dTimEnd: 2014-12-03T04:55:00+01:00
dTimStart: 2014-12-03T03:55:00+01:00
md: 3765
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Pulled up with toolstring from 3765 to 3695 m, PW 7500 lbs, observed depth was slightly off at perforation depth. Added 1,2 meters. Started tractor and RIH to 3795 m.
dTimEnd: 2014-12-03T05:35:00+01:00
dTimStart: 2014-12-03T04:55:00+01:00
md: 3765
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Continued to RIH to 3795 m to correlate depth. Pulled up from 3795 m. Observed still off by 0,6 meters on reference joint at 3730,6m. Struggled to get depth within +/- 0,5 meters due to heavy toolstring in deviated well combined with cable stretch. Performed additional correlation passes across perforation depth. Total 6 passes performed.
dTimEnd: 2014-12-03T07:30:00+01:00
dTimStart: 2014-12-03T05:35:00+01:00
md: 3795
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed final up pass and placed CCL at 3729,7 m with top shot at 3733 m. Lined up for fireing guns through Altus safe sub. Perforated interval 3733 - 3742,6 m. Tenson dropped 100 lbs as the guns were detonaited. Observed approx 2 bar drop on DHPG. WHP 82,7 bar. Pulled slowly out of hole after perforation.
dTimEnd: 2014-12-03T08:00:00+01:00
dTimStart: 2014-12-03T07:30:00+01:00
md: 3741
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH with perforation string from 3660 m to surface. WHP 85 bar.
dTimEnd: 2014-12-03T10:20:00+01:00
dTimStart: 2014-12-03T08:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Closed SV and HMV and inflow tested same. Purged lubricator with N2.
dTimEnd: 2014-12-03T12:30:00+01:00
dTimStart: 2014-12-03T10:20:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to L/D tractor and perforation guns.
dTimEnd: 2014-12-03T12:45:00+01:00
dTimStart: 2014-12-03T12:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Broke lubricator and laid down tractor and perforating guns.
dTimEnd: 2014-12-03T13:30:00+01:00
dTimStart: 2014-12-03T12:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Redressed tractor and Halliburton firing head.
dTimEnd: 2014-12-03T14:00:00+01:00
dTimStart: 2014-12-03T13:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Observed one strand at the 7/16" cable almost broken. Unspooled 1450 m of cable to get cable within acceptable condition.
dTimEnd: 2014-12-03T16:00:00+01:00
dTimStart: 2014-12-03T14:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Re built cable head and tested same. 100% WP.
dTimEnd: 2014-12-03T18:00:00+01:00
dTimStart: 2014-12-03T16:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Held toolbox talk for installing BHA #4.
dTimEnd: 2014-12-03T18:10:00+01:00
dTimStart: 2014-12-03T18:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Lifted tractor and installed same into lubricator. Installed perforation guns into lubricator. Connected firing head. Filled riser with 120 litre 50/50 MEG/RX-72. Stabbed lubricator and leak tested QTS to 20/345 bar for 5/10 min. Opened HMV. WHP 92 bar. Equalized across SV via Kill wing and opened SV.
dTimEnd: 2014-12-03T21:05:00+01:00
dTimStart: 2014-12-03T18:10:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/BHA #4 tractor and short perforation gun from surface to 500 m. Stopped for correlating across DHSV.
Meanwhile held Debrief of previous correlation pass.
dTimEnd: 2014-12-03T21:20:00+01:00
dTimStart: 2014-12-03T21:05:00+01:00
md: 500
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Halliburton performed communication check and correlated depth across DHSV.
dTimEnd: 2014-12-03T21:30:00+01:00
dTimStart: 2014-12-03T21:20:00+01:00
md: 500
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Continued to RIH from 500 to 2900 m. WHP 92 bar.
Depth    P/U weight
500 m     2700 lbs
900 m     2950 lbs
1300 m   3400 lbs
1700 m   4050 lbs
2100 m   4650 lbs
2500 m   5450 lbs
2900 m   6600 lbs
dTimEnd: 2014-12-04T00:00:00+01:00
dTimStart: 2014-12-03T21:30:00+01:00
md: 2900
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: