Daily Drilling Report
Well: NO 15/9-F-9
Report period: 2008-09-04T00:00:00+02:00 to 2008-09-05T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-09T00:00:00+01:00
dateDrillComplete: 2008-08-31
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-09-05T00:00:00+02:00
dTimDiaHoleStart: 2008-09-04T07:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue RIH with ESP on 7 5/8" tubing from 699m to 807m. Install the tubing hanger and release from same. N/D the diverter and the riser. Install the Tubing Bonnet, spacer spool and ball valve assembly. Leak test cable penetrator seals in tubing bonnet to 69 bar (1000 psi). Leak test the tubing bonnet cavity to 69 bar (1000 psi).

hpht: 0
md: 1085
mdCsgLast: 1064
mdDiaHoleStart: 1085
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 20
ropCurrent: -999.99
strengthForm: 0
sum24Hr: MU ESP assemblies and connected cable. RIH with ESP from surface to 699m.
tightWell: 0
tvd: 1075.9
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2008-09-04T11:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 1083
mudClass: other
presBopRating: 0
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Unable to release riser from well head. Trouble shoot problem. Worked snap ring several times. Found the 12 threaded holes of the riser connector to be damaged, re-cutted the threaded holes. Made up the 12 bolt to correct distance to be able to collapse snap ring probably.
dTimEnd: 2008-09-04T04:15:00+02:00
dTimStart: 2008-09-04T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Pulled surface riser from well head. No sign of "O" ring. Re-installed surface riser and horizontal tensioning system.
dTimEnd: 2008-09-04T05:00:00+02:00
dTimStart: 2008-09-04T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Rigged down riser handling gear. Nippled up diverter.

dTimEnd: 2008-09-04T06:00:00+02:00
dTimStart: 2008-09-04T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Installed diverter and master bushing.

dTimEnd: 2008-09-04T07:00:00+02:00
dTimStart: 2008-09-04T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Cleared and cleaned rig floor prior to ESP operation. 

dTimEnd: 2008-09-04T08:00:00+02:00
dTimStart: 2008-09-04T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box talk, rigged up csg equipment and m/u swegde.

dTimEnd: 2008-09-04T10:15:00+02:00
dTimStart: 2008-09-04T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box talk, picked up and made up ESP assembly.

dTimEnd: 2008-09-04T13:45:00+02:00
dTimStart: 2008-09-04T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Changed inserts to 7 5/8". Picked up and made up xo jnt. 

dTimEnd: 2008-09-04T15:30:00+02:00
dTimStart: 2008-09-04T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Installed control line sheave in hang off wire.

dTimEnd: 2008-09-04T16:15:00+02:00
dTimStart: 2008-09-04T15:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Connected control lines to motor. Pumped oil into the motor by a hand pump. Serviced the motor and evacuated the air. Connected up the electrical cable to the motor and tested out same. Made up ¼" hydraulic line from Multisensor gauge.

dTimEnd: 2008-09-04T19:00:00+02:00
dTimStart: 2008-09-04T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Leak tested ¼" hydraulic line from the Multisensor gauge to discharge pressure assembly 207 bar (3000 psi) for 10 minutes.

dTimEnd: 2008-09-04T19:45:00+02:00
dTimStart: 2008-09-04T19:00:00+02:00
md: 16
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Cleared rig floor of redundant equipment.

dTimEnd: 2008-09-04T20:15:00+02:00
dTimStart: 2008-09-04T19:45:00+02:00
md: 16
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Hold tool box talk. Made up 1st 7 5/8" stand of tubing from derrick to ESP assembly. Installed and function tested auto slips.

Parallel activity. Retrieved riser guide funnel.
dTimEnd: 2008-09-04T22:00:00+02:00
dTimStart: 2008-09-04T20:15:00+02:00
md: 56
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with ESP on 7 5/8" casing in stands from surface to 163m. Installed cable clamps every joint. Checked the Phoenix connection frequently. Running speed: 72 m/hr.

dTimEnd: 2008-09-05T00:00:00+02:00
dTimStart: 2008-09-04T22:00:00+02:00
md: 163
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: