Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-10-17T00:00:00+02:00 to 2008-10-18T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-10-18T00:00:00+02:00
dTimDiaHoleStart: 2008-10-12T22:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue water injection F-5 to stable rate. RD WL. Hand F-5 back to production.
 

hpht: 0
md: -999.99
mdCsgLast: 3790.1
mdPlanned: -999.99
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 13
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Laid out 3 3/8" guns. All shots fired. Started water injection.
tightWell: 0
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued RIH with 3 3/8" guns from 1000m to 3430m. Correlated across pup jnt at 3432m.

dTimEnd: 2008-10-17T01:45:00+02:00
dTimStart: 2008-10-17T00:00:00+02:00
md: 3420
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Continued RIH with 3 3/8" guns from 3430m to 3660m.

dTimEnd: 2008-10-17T02:00:00+02:00
dTimStart: 2008-10-17T01:45:00+02:00
md: 3660
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across perforation depth and pup jnt at 3432m. Had to make 5 correlation passes due to stretch in the 7/32" E-line. 
Perforated interval from 3605m to 3608m. SIWHP 6 bars dropped to 5 bars and picked up to 6 bars immediately when guns fired.

dTimEnd: 2008-10-17T04:30:00+02:00
dTimStart: 2008-10-17T02:00:00+02:00
md: 3610
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH with 3 3/8" guns from 3610m to 1250m
dTimEnd: 2008-10-17T06:00:00+02:00
dTimStart: 2008-10-17T04:30:00+02:00
md: 1250
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH with 3 3/8" guns from 1250m to surface.

dTimEnd: 2008-10-17T07:00:00+02:00
dTimStart: 2008-10-17T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to disconnect the lubricator and lay out the 3 3/8" guns.

dTimEnd: 2008-10-17T07:15:00+02:00
dTimStart: 2008-10-17T07:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Inflow tested HMV and disconnected WL lubricator. Laid out 3 3/8" guns. All shots fired. Installed XMT cap on top of the WL BOP and leak tested same to 20/345bars 5/10 mins.

Parallel activity: Held tool box talk and moved FWD PRS to 1 meter from FWD sea fastening.

dTimEnd: 2008-10-17T10:15:00+02:00
dTimStart: 2008-10-17T07:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to leak test KWV and Swab. Checked line up for leak testing of KWV and Swab valve. 

Parallel activity: Repaired chain pull in derrick and continued to move FWD PRS to FWD position.

dTimEnd: 2008-10-17T12:15:00+02:00
dTimStart: 2008-10-17T10:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Leak tested KWV and Swab valve 35/345bars 5/10 mins.
dTimEnd: 2008-10-17T13:15:00+02:00
dTimStart: 2008-10-17T12:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Maersk production established control of HMV and DHSV CL.

dTimEnd: 2008-10-17T14:30:00+02:00
dTimStart: 2008-10-17T13:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Started water injection in F-5.

Parallel activity: Continued to move PRS to FWD position.

dTimEnd: 2008-10-17T19:00:00+02:00
dTimStart: 2008-10-17T14:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued water injection in F-5. 9000m³/day 172 bars.

Parallel activity: Inspected derrick. Assessed PRS beam lift points. Prepared scaffolding on deck.  Climbers carried out full PRS visual check. Spotted scaffolding on rig floor. Prepared and spotted PRS parts on cantilever. Sea fasted FWD PRS. 

dTimEnd: 2008-10-18T00:00:00+02:00
dTimStart: 2008-10-17T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: