Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2008-04-03T00:00:00+02:00 to 2008-04-04T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
daysBehind: 17.4
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-04-04T00:00:00+02:00
dTimDiaHoleStart: 2008-03-19T21:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Activate adjustment sub. Test adjustment sub and tie-back adapter to 380 bar. Test surface tie-back casing to 380 bar. Set MS-seal in casing hanger. Set secondary bowl protector. Drift 10 3/4" surface casing. Pull GTV plug.
hpht: 0
md: 3510
mdCsgLast: 3508
mdDiaHoleStart: 3510
mdPlanned: -999.99
mdPlugTop: 3448
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 88
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Troublehot Mærsk casing tong. Changed to Odfjell casing tong. Troubleshot Odfjell casing tong. Made up and RIH with 10 3/4" surface tie-back casing. Made up adjustment sub and 10 3/4" hanger. Engaged spear. Troubleshot TDS torque wrench. RIH and made several attempts to land. Achieved satifactory datum on 4th attempt. Made up tie-back adapter to 10 000 Nm. POOH with spear. Rigged down casing tong and PS-30 slips. 
tightWell: 0
tvd: 3138.8
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
Pore pressure:
dTim: 2008-04-04T00:00:00+02:00
equivalentMudWeight: 1.08
md: 3510
readingKind: measured
Survey stations:
Activities:
comments: Moved Mærsk casing tong from drawwork deck storage and moved in front of IR.
dTimEnd: 2008-04-03T02:00:00+02:00
dTimStart: 2008-04-03T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Hooked up casing tong. Changed head on PDM to accommodate 10 3/4" casing. Moved HTS rollers from FWD to AFT end of cantilever. Dressed PS-30 casing with 10 3/4" inserts/dies. Removed masterbushing and installed PS-30 in rotary. Hooked up PS-30 slip. Programmed and tested casing tong - negative.
dTimEnd: 2008-04-03T05:00:00+02:00
dTimStart: 2008-04-03T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Troubleshot casing tong / programming.
dTimEnd: 2008-04-03T05:30:00+02:00
dTimStart: 2008-04-03T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Function tested casing tong - ok.
dTimEnd: 2008-04-03T06:00:00+02:00
dTimStart: 2008-04-03T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up tie-back adapter and checked seals and acme thread. Installed tie-back adapter in slips. Secured same with dogcollar.
dTimEnd: 2008-04-03T07:00:00+02:00
dTimStart: 2008-04-03T06:00:00+02:00
md: 3
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up first 10 3/4" joint and stabbed on to tie-back adapter. Had problems with Mærsk casing tong. Not able to get torque/turn curves on computer.
dTimEnd: 2008-04-03T08:00:00+02:00
dTimStart: 2008-04-03T07:00:00+02:00
md: 3
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Investigated problem with casing tong.
dTimEnd: 2008-04-03T09:00:00+02:00
dTimStart: 2008-04-03T08:00:00+02:00
md: 3
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Laid out tie-back adapter. Picked up joint #18 and #17 to test make up with Mærsk casing tong.
dTimEnd: 2008-04-03T09:30:00+02:00
dTimStart: 2008-04-03T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Attempted to make up connection, investigated missing torque reading on Mærsk system. Traced fault to be load cell or load cell amplifier.
dTimEnd: 2008-04-03T11:45:00+02:00
dTimStart: 2008-04-03T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Laid out jont #18 and #17 due to overtorque.
dTimEnd: 2008-04-03T12:15:00+02:00
dTimStart: 2008-04-03T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Rigged down Mærsk casing tong and frame.
dTimEnd: 2008-04-03T14:00:00+02:00
dTimStart: 2008-04-03T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Rigged up Odfjell casing tong and installed in rails in front of IR. Meanwhile held tollbox talk for re-installing safety net on FWD PRS.
dTimEnd: 2008-04-03T15:45:00+02:00
dTimStart: 2008-04-03T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Re-installed safety net around FWD PRS.
dTimEnd: 2008-04-03T18:15:00+02:00
dTimStart: 2008-04-03T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Powered up OWS casing tong. Installed travle cylinder.
dTimEnd: 2008-04-03T19:15:00+02:00
dTimStart: 2008-04-03T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Picked up tie-back connector and installed same in slips. Picked up 1 st joint and attempted to make up to tie-back adapter - not able to get torque/turn curve on Odfjell computer. Trouble shot situation. Changed gauges and valve on Odfjell tong.
dTimEnd: 2008-04-03T21:00:00+02:00
dTimStart: 2008-04-03T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with 10 3/4" tie-back casing from surface to 108 m MD according to tally.
dTimEnd: 2008-04-03T23:00:00+02:00
dTimStart: 2008-04-03T21:00:00+02:00
md: 108
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up and made up 10 3/4" hanger / adjustable sub assy. Landed hanger in slips. Broke off casing hanger handling tool. Checked casing hanger.  Changed from BX3 to 5 1/2" BX elevator.
dTimEnd: 2008-04-04T00:00:00+02:00
dTimStart: 2008-04-03T23:00:00+02:00
md: 119
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: