Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2016-08-20T00:00:00+02:00 to 2016-08-21T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-08-21T00:00:00+02:00
dTimDiaHoleStart: 2016-08-14T18:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Release tie-back adapter
- Pull tie-back adapter on spear
- Punch below 10 3/4in subsea csg hanger
- Mill 10 3/4in subsea csg hanger
hpht: 0
md: -999.99
mdCsgLast: 3519
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 7
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Tagged cement plug
- Left tubing in hole
- Pulled MS-T seal
- Cut 10 3/4in tie-back csg
- Pull 10 3/4in surface csg hanger and tie-back above the cut
- Attempted to release tie-back adapter
tightWell: 0
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: M/U TDS and pumped w/  400 l/min - 3.5 bar, 550 l/m - 5 bar. 
Up/down weights 202t/126t. Washed down w/ 550 l/min from 2712m to 2768m
dTimEnd: 2016-08-20T01:00:00+02:00
dTimStart: 2016-08-20T00:00:00+02:00
md: 2768
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Tagged cement at 2768m w/ 10t, released spear by rotating 2x turns clockwise and observed torque dropped to 6kNm then increased to 9kNm. 
Observed hook load dropped to 90t. RIH slowly and located top of 7in tubing 7m lower or at 2775m. Set down 10t to repeat tagging of the cement
dTimEnd: 2016-08-20T01:30:00+02:00
dTimStart: 2016-08-20T01:00:00+02:00
md: 899
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Dropped drift and POOH w/ spear on 5,5in  DP from 899 m to surface. Avg. tripping speed 730 m/hr
Retrieved drift
dTimEnd: 2016-08-20T03:15:00+02:00
dTimStart: 2016-08-20T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Pulled spear on surface. Inspected same, ok
dTimEnd: 2016-08-20T03:30:00+02:00
dTimStart: 2016-08-20T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed PS21s and installed master bushings
dTimEnd: 2016-08-20T03:45:00+02:00
dTimStart: 2016-08-20T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to P/U MS-T seal retrieval tool
dTimEnd: 2016-08-20T04:00:00+02:00
dTimStart: 2016-08-20T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U MS-T seal retrieval tool to 1x joint and 1x pup joint of 5,5in DP
dTimEnd: 2016-08-20T04:15:00+02:00
dTimStart: 2016-08-20T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled MS-T seal retrieval tool  to surface and connected control lines,  function tested tool
dTimEnd: 2016-08-20T04:45:00+02:00
dTimStart: 2016-08-20T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/  MS-T seal retrieval tool and positioned tool stem in correct space out. Meanwhile bled off 5 bar from B-annulus.
dTimEnd: 2016-08-20T05:00:00+02:00
dTimStart: 2016-08-20T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Turned string counter clockwise using chain tongs, only able to get 1x turn. Backed out and attempted again, 1x turn only. Tried to turn w/ iron roughneck, no go
dTimEnd: 2016-08-20T06:00:00+02:00
dTimStart: 2016-08-20T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH and inspected tool, no damage found, observed some minor scratches
dTimEnd: 2016-08-20T06:30:00+02:00
dTimStart: 2016-08-20T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/D MS-T seal retrieval tool on HTS
dTimEnd: 2016-08-20T06:45:00+02:00
dTimStart: 2016-08-20T06:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U jetting tool assembly to 5,5in DP stand
dTimEnd: 2016-08-20T07:30:00+02:00
dTimStart: 2016-08-20T06:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Jetted WH area with 2200 l/min - 60bar - 10 rpm
dTimEnd: 2016-08-20T07:45:00+02:00
dTimStart: 2016-08-20T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/D wash tool and R/B DP stand
dTimEnd: 2016-08-20T08:00:00+02:00
dTimStart: 2016-08-20T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U MS-T retrieval tool assy
dTimEnd: 2016-08-20T08:30:00+02:00
dTimStart: 2016-08-20T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with MS-T seal retrieval tool. Rotated tool 4x turns counter clockwise to engage tool to seal. Released seal assembly w/ 80t overpull
dTimEnd: 2016-08-20T10:30:00+02:00
dTimStart: 2016-08-20T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ MS-T seal retrieval tool, removed seal assy.Disconnected control lines. L/D tool and landing string
dTimEnd: 2016-08-20T11:15:00+02:00
dTimStart: 2016-08-20T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor
dTimEnd: 2016-08-20T11:30:00+02:00
dTimStart: 2016-08-20T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to P/U cutter BHA (run#14)
dTimEnd: 2016-08-20T11:45:00+02:00
dTimStart: 2016-08-20T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: P/U premade cutter BHA (run#14), M/U to 5,5in DP and RIH to cutting depth of 124m
dTimEnd: 2016-08-20T12:15:00+02:00
dTimStart: 2016-08-20T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: M/U TDS to string, checked and verified depth,  filled pipe. Established parameters. 300 l/min - 30bar, 500l/min - 83bar, 100rpm, 1-5 kNm (pumps off), Weights: 73t - up, 69t - down, 70t - rotation
dTimEnd: 2016-08-20T12:45:00+02:00
dTimStart: 2016-08-20T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Cut 10 3/4in surface tie-back at 124m. 80rpm, 300 l/min - 30bar. Observed shock on surface indicating successful cut
dTimEnd: 2016-08-20T13:15:00+02:00
dTimStart: 2016-08-20T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH w/ cutter BHA (run#14) to surface and L/D same
dTimEnd: 2016-08-20T13:45:00+02:00
dTimStart: 2016-08-20T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor
dTimEnd: 2016-08-20T14:00:00+02:00
dTimStart: 2016-08-20T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Serviced drilling equipment
dTimEnd: 2016-08-20T14:30:00+02:00
dTimStart: 2016-08-20T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to P/U spear assembly (run#15)
dTimEnd: 2016-08-20T14:45:00+02:00
dTimStart: 2016-08-20T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U spear assembly (run#15) from derrick, checked and serviced same
dTimEnd: 2016-08-20T15:00:00+02:00
dTimStart: 2016-08-20T14:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH and latched on to 10 3/4in tie-back. Pulled free same w/ 8t overpull
dTimEnd: 2016-08-20T15:15:00+02:00
dTimStart: 2016-08-20T15:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/U casing tong for 10 3/4in csg
dTimEnd: 2016-08-20T16:00:00+02:00
dTimStart: 2016-08-20T15:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Set slips on fish and released spear. R/B spear in derrick
dTimEnd: 2016-08-20T16:30:00+02:00
dTimStart: 2016-08-20T16:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Changed to BX3 elevators
dTimEnd: 2016-08-20T16:45:00+02:00
dTimStart: 2016-08-20T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Installed elevator on hanger. Broke off and L/D same
dTimEnd: 2016-08-20T17:00:00+02:00
dTimStart: 2016-08-20T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH 10 3/4in csg tie-back from 104m to surface
dTimEnd: 2016-08-20T18:15:00+02:00
dTimStart: 2016-08-20T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: R/D casing tong. Cleaned and cleared rig floor
dTimEnd: 2016-08-20T19:15:00+02:00
dTimStart: 2016-08-20T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to P/U torque tool BHA (run#16)
dTimEnd: 2016-08-20T19:30:00+02:00
dTimStart: 2016-08-20T19:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U and M/U torque  tool to 3m.  Removed FOSV from swedge
dTimEnd: 2016-08-20T19:45:00+02:00
dTimStart: 2016-08-20T19:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: P/U 1x stand of 5,5in HWDP and M/U to X-over, RIH w/ 5,5in HWDP from 3m to 117m. Torqued all connections to 67500 kNm
dTimEnd: 2016-08-20T20:30:00+02:00
dTimStart: 2016-08-20T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U TDS to 5,5in  DP, RIH to 140m, started pumping with 1450 l/m, rotated w/ 10rpm. Jetted tie-back adapter area
dTimEnd: 2016-08-20T21:00:00+02:00
dTimStart: 2016-08-20T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Stopped pumping and engaged to tie-back adapter at 141,5m. Attempted to back out Tie back adapter with 30k kNm, string backed out at Saver sub. M/U Saver sub to 50 kNm. Tried to break again up 40kNm, something broke below rotary table, after 2 turns measured distance travelled up of string +/-1in. Continued turning out further 4 turns, distance travelled further +/-2in. Assumed as good indication of Tie back adapter loose.
dTimEnd: 2016-08-20T21:45:00+02:00
dTimStart: 2016-08-20T21:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH from 141,5m, visually checked all connections. When reached end of last 5,5in HWDP stand observed no BHA. The connection backed out from X-over
dTimEnd: 2016-08-20T22:30:00+02:00
dTimStart: 2016-08-20T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with 5,5in HWDP to fish BHA, from surface to 113m. M/U TDS to 5,5in DP and tagged top of fish at 138,5m. Rotate to screw into the fish, string stalled out at 6kNm
dTimEnd: 2016-08-20T23:30:00+02:00
dTimStart: 2016-08-20T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH w/ BHA to surface, removed and inspect x-over, ok
dTimEnd: 2016-08-20T23:45:00+02:00
dTimStart: 2016-08-20T23:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U to X-over. All connections M/U to 67kNm, Saver sub M/U to 50kNm. RIH to 117m
dTimEnd: 2016-08-21T00:00:00+02:00
dTimStart: 2016-08-20T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: