Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2008-06-25T00:00:00+02:00 to 2008-06-26T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-06-26T00:00:00+02:00
dTimDiaHoleStart: 2008-06-22T01:15:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Make up tubing hanger. Terminate control lines through tubing hanger. Install comm collar. Make up THRT/landing stand to TH. Land tubing hanger.
hpht: 0
md: 3750
mdCsgLast: 3695
mdDiaHoleStart: 3761
mdPlanned: -999.99
mdPlugTop: 3654
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 71
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Terminated control lines above ASV,  tested lines as required.  Made up DHSV with specail clamps, hooked up control line and tested same. RIH with 7" tubing from 2108 m to 2596 m MD. Picked up landing stand. RIH and tagged top of PBR at 2615,4 m MD. Performed tubing space out.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-06-25T00:00:00+02:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Tested fittings on DHPG lower spilce fitting through dedicated test port 10 min / 10000 psi - ok. Got problem with chart recorder. Continued testing by visual observation. Tested upper DHPG splice fitting 10 min / 10000 psi - ok.
dTimEnd: 2008-06-25T02:00:00+02:00
dTimStart: 2008-06-25T00:00:00+02:00
md: 2100
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Tested fitting on chemical injection line lower connector 10 min / 10000 psi - ok. Installed upper conncetor on chemical injection line. Mated chemical injection line connectors. Tested upper fitting on chemical injection line 10 min / 10000 psi - ok.  Meanwhile lowered sheave suspended in PRS due to hydraulic leak from PRS.
dTimEnd: 2008-06-25T04:00:00+02:00
dTimStart: 2008-06-25T02:00:00+02:00
md: 2100
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Installed connector protection clamp and adjusted same. Picked up and took in slack on control line by adjusting standard clamp below. Rigged up sheave for DHSV/ASV control line. Blinded off redundant hydraulic line from FLX/ASV and secured same in connector protection clamp. Ran  FLX/ASV through RT and checked same according to BOT procedure.
dTimEnd: 2008-06-25T05:45:00+02:00
dTimStart: 2008-06-25T04:00:00+02:00
md: 2100
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Made up 7" tubing joint to assy#6. Cut and dressed control lines for splicing.
dTimEnd: 2008-06-25T06:00:00+02:00
dTimStart: 2008-06-25T05:45:00+02:00
md: 2108
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Dressed dual control line for ASV/DHSV and fed through sheave. Made up ASV control line according to BOT procedure. Tested ASV control line to 570 bar / 10 min - ok. Tested redundant control line to 345 bar / 10 min - ok. Installed blind fitting on redundant line.
dTimEnd: 2008-06-25T08:45:00+02:00
dTimStart: 2008-06-25T06:00:00+02:00
md: 2108
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Flushed chemcial injection line and confirmed correct line up. Installed chemical injection lower connector and tested fitting to 10000 psi / 10 min - ok.
dTimEnd: 2008-06-25T11:00:00+02:00
dTimStart: 2008-06-25T08:45:00+02:00
md: 2108
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Spliced DHPG control line above FLX/ASV according to WD procedure. Tested conductivity - ok.
dTimEnd: 2008-06-25T13:00:00+02:00
dTimStart: 2008-06-25T11:00:00+02:00
md: 2108
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Pressure tested uppr/lower fitting on DHPG splice to 10000 psi / 10 min -ok. Connected chemical injection line and tested fitting on upper connector to 10000 psi / 10 min - ok.
dTimEnd: 2008-06-25T14:00:00+02:00
dTimStart: 2008-06-25T13:00:00+02:00
md: 2108
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Installed protectors/clamps and adjusted to take slack on control lines.
dTimEnd: 2008-06-25T15:00:00+02:00
dTimStart: 2008-06-25T14:00:00+02:00
md: 2108
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Function tested ASV according to BOT procedure - ok.
dTimEnd: 2008-06-25T15:15:00+02:00
dTimStart: 2008-06-25T15:00:00+02:00
md: 2108
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked and made up assy#7 DHSV. Picked up 7" joint (#62) and made up same to ease installation of control line and protectors/clamps.
dTimEnd: 2008-06-25T16:30:00+02:00
dTimStart: 2008-06-25T15:15:00+02:00
md: 2018
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Installed and fitted control line special clamps accross DHSV. Flushed DHSV control line and made up same to DHSV according to BOT procedure. Tested DHSV contrrol line to 570 bar / 10 min - ok.
dTimEnd: 2008-06-25T18:30:00+02:00
dTimStart: 2008-06-25T16:30:00+02:00
md: 2130
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed FMS in rotary. Ran 1 joint of tubing.
dTimEnd: 2008-06-25T19:00:00+02:00
dTimStart: 2008-06-25T18:30:00+02:00
md: 2156
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Perfomed toolbox talk / handover meeting (new Mærsk drilling crew).
dTimEnd: 2008-06-25T19:30:00+02:00
dTimStart: 2008-06-25T19:00:00+02:00
md: 2156
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Ran 7" 29# S13%cr110 tubing from 2156 m MD to 2498 m MD. Installed control line clamp/protector on every collar. Average running speed 76 m/hrs.
dTimEnd: 2008-06-26T00:00:00+02:00
dTimStart: 2008-06-25T19:30:00+02:00
md: 2498
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: