Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-07-02T00:00:00+02:00 to 2016-07-03T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: 1.2
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-03T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Finish pulling 9 5/8 csg
- RIH and set 13 3/8 EZSV, place cement plug on top of EZSV
- POOH, wait for cement to set up
- RIH w/ cutting BHA, tag cement plug, cut 13 3/8 csg
hpht: 0
md: -999.99
mdCsgLast: 2507.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 18
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Dressed off top of 10 3/4 csg stump
- RIH w/ spear and fished 10 3/4 x 9 5/8 csg
- Pulled 10 3/4 x 9 5/8 csg to 550m
tightWell: 0
tvdCsgLast: 2445.8
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Changed PS21 slips to master bushing, L/D last stand w/ cut DP single
dTimEnd: 2016-07-02T00:45:00+02:00
dTimStart: 2016-07-02T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting before P/U flat bottom milling BHA
dTimEnd: 2016-07-02T01:00:00+02:00
dTimStart: 2016-07-02T00:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: P/U and M/U flat bottom milling BHA
dTimEnd: 2016-07-02T02:00:00+02:00
dTimStart: 2016-07-02T01:00:00+02:00
md: 35
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: RIH w/ flat bottom milling BHA to 135m, P/U and M/U space out pup
dTimEnd: 2016-07-02T02:30:00+02:00
dTimStart: 2016-07-02T02:00:00+02:00
md: 135
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: M/U TDS to string. Recorded parameters: 2000 lpm - 6 bar, 77t up weight, 74t down weight, 76t at rotation 80rpm, 2-4kNm. RIH slowly and tagged hanger @140m
dTimEnd: 2016-07-02T02:45:00+02:00
dTimStart: 2016-07-02T02:30:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Reamed hanger area @ 140 -140,5m. 120rpm - max 15kNm, 2000lpm, 1-2t WOB. Stopped rotation and passed hanger area 2 times. No overpulled/set down weight observed
dTimEnd: 2016-07-02T03:15:00+02:00
dTimStart: 2016-07-02T02:45:00+02:00
md: 140
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: RIH slowly and tagged top of fish @ 153,1m
dTimEnd: 2016-07-02T03:30:00+02:00
dTimStart: 2016-07-02T03:15:00+02:00
md: 153
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Dressed off top of fished. Milled 10 cm. 120 rpm - 7-10kNM, 2000 lpm - 6bar, 1-3t WOB
dTimEnd: 2016-07-02T04:15:00+02:00
dTimStart: 2016-07-02T03:30:00+02:00
md: 153
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Pulled 3m from top of fish and circulted @ 3500lpm 2 B/U, 20bar
dTimEnd: 2016-07-02T04:30:00+02:00
dTimStart: 2016-07-02T04:15:00+02:00
md: 150
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: POOH from 150m to 31m, L/D DP Pup used for spacing out
dTimEnd: 2016-07-02T05:00:00+02:00
dTimStart: 2016-07-02T04:30:00+02:00
md: 31
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: L/D flat bottom mill BHA.  Clean magnets and gauged/inspected mill. Full gauge on mill. 11.5kg of metal swarf removed from magnet
dTimEnd: 2016-07-02T05:45:00+02:00
dTimStart: 2016-07-02T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor
dTimEnd: 2016-07-02T06:00:00+02:00
dTimStart: 2016-07-02T05:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mill
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting before M/ spear BHA
dTimEnd: 2016-07-02T06:15:00+02:00
dTimStart: 2016-07-02T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U spear BHA w/ guide sub
dTimEnd: 2016-07-02T07:45:00+02:00
dTimStart: 2016-07-02T06:15:00+02:00
md: 22
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH with spear BHA from 22m to 153m
dTimEnd: 2016-07-02T08:30:00+02:00
dTimStart: 2016-07-02T07:45:00+02:00
md: 153
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Engaged spear. Pulled fish free with 50t overpull, 290t on weight indicator
dTimEnd: 2016-07-02T08:45:00+02:00
dTimStart: 2016-07-02T08:30:00+02:00
md: 153
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH on DP with spear and fish on surface
dTimEnd: 2016-07-02T09:45:00+02:00
dTimStart: 2016-07-02T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: P/U and MU 6m pup joint for handling spear BHA, secured fish at rotary, released spear from fish
dTimEnd: 2016-07-02T10:30:00+02:00
dTimStart: 2016-07-02T09:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and serviced spear grapple, R/B spear BHA, Cleared and cleaned rig floor
dTimEnd: 2016-07-02T11:30:00+02:00
dTimStart: 2016-07-02T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting for R/U csg pulling equipment
dTimEnd: 2016-07-02T11:45:00+02:00
dTimStart: 2016-07-02T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: R/U handling equipment for X  casing
dTimEnd: 2016-07-02T12:45:00+02:00
dTimStart: 2016-07-02T11:45:00+02:00
md: 2361
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: L/D first joint with pup joint of 10 3/4 csg
dTimEnd: 2016-07-02T13:30:00+02:00
dTimStart: 2016-07-02T12:45:00+02:00
md: 2341
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Changed out master bushing to PS 21
dTimEnd: 2016-07-02T13:45:00+02:00
dTimStart: 2016-07-02T13:30:00+02:00
md: 2341
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH w/ 10 3/4 csg from 2341 to 1741. Pulling @ average 8,6 joints/h, maximum @ 12 joints/h. Difficult to break some of the connections. Need to hit with sledge hammer
dTimEnd: 2016-07-02T18:15:00+02:00
dTimStart: 2016-07-02T13:45:00+02:00
md: 1741
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Changed csg handling equipment to pull 9 5/8csg
dTimEnd: 2016-07-02T20:30:00+02:00
dTimStart: 2016-07-02T18:15:00+02:00
md: 1741
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: POOH w/ 9 5/8 csg to 1290 m. Pulling @ average 11,4 joints/h, maximum @ 12 joints/h
dTimEnd: 2016-07-03T00:00:00+02:00
dTimStart: 2016-07-02T20:30:00+02:00
md: 1290
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
Lithology and shows: