Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-01-01T00:00:00+01:00 to 1993-01-02T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 61.1
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-01-02T00:00:00+01:00
dTimDiaHoleStart: 1992-12-18T12:00:00+01:00
diaHole: 12.25
distDrill: 2
elevKelly: 22
fixedRig: false
forecast24Hr: -FINISH RIH.
-DRILL 12 1/4" HOLE TO TD.
hpht: 0
md: 3052
mdCsgLast: 1481.7
mdDiaHoleStart: 1493
mdPlanned: -999.99
mdStrengthForm: 1482
reportNo: 63
ropCurrent: -999.99
strengthForm: 1.73
sum24Hr: -POOH.
-LAID DOWN MUD MOTOR.
-TESTED BOP -OK.
-MADE UP NEW BIT AND MUD MOTOR.
-RIH TO 2207M.
tightWell: 0
tvd: 3333
tvdStrengthForm: 1270
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-01-01T22:00:00+01:00
density: 1.62
locationSample: Active pit
md: -999.99
mudClass: oil based
presBopRating: -999.99
pv: 43
type: PETROFREE
visFunnel: 125
yp: 13.5
dTim: 1993-01-01T09:00:00+01:00
density: 1.62
locationSample: Active pit
md: -999.99
mudClass: oil based
presBopRating: -999.99
pv: 44
type: PETROFREE
visFunnel: 122
yp: 13
Pore pressure:
dTim: 1993-01-02T00:00:00+01:00
equivalentMudWeight: 1.2
md: 2920
readingKind: estimated
dTim: 1993-01-02T00:00:00+01:00
equivalentMudWeight: 1.04
md: 3052
readingKind: estimated
Survey stations:
Activities:
comments: WASHED/REAMED FROM 2983M TO 3050M. TIGHT SPOT AT 2925M.
dTimEnd: 1993-01-01T01:00:00+01:00
dTimStart: 1993-01-01T00:00:00+01:00
md: 3050
phase: fixed
proprietaryCode: interruption -- sidetrack
state: ok
stateDetailActivity: success
comments: ATTEMPTED TO GET SURVEY, NEG. (TO MUCH NOISE FROM SYSTEM)
dTimEnd: 1993-01-01T01:30:00+01:00
dTimStart: 1993-01-01T01:00:00+01:00
md: 3050
phase: fixed
proprietaryCode: interruption -- sidetrack
state: ok
stateDetailActivity: success
comments: DRILLED 12 1/4" HOLE FROM 3050M TO 3052M WITH LIMITED PENETRATION- RATE. VARIED ALL DRILLING PARAMETERS WITH NO APPARENT GAIN.
dTimEnd: 1993-01-01T06:00:00+01:00
dTimStart: 1993-01-01T01:30:00+01:00
md: 3052
phase: fixed
proprietaryCode: interruption -- sidetrack
state: ok
stateDetailActivity: success
comments: POOH. WORKED TIGHT SPOT AT 2993M. FLOWCHECKED AT SHOE-NEG.
dTimEnd: 1993-01-01T13:30:00+01:00
dTimStart: 1993-01-01T06:00:00+01:00
md: 3052
phase: fixed
proprietaryCode: interruption -- sidetrack
state: ok
stateDetailActivity: success
comments: LAID DOWN MUD MOTOR.
dTimEnd: 1993-01-01T14:30:00+01:00
dTimStart: 1993-01-01T13:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- sidetrack
state: ok
stateDetailActivity: success
comments: MADE UP BOP TEST-TOOL. RIH AND TEST BOP TO 20 BAR / 200 BAR. POOH WITH TEST TOOL.
dTimEnd: 1993-01-01T22:30:00+01:00
dTimStart: 1993-01-01T14:30:00+01:00
md: 103
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: MADE UP NEW BIT AND MUD MOTOR. RIH TO 37M. TESTED MUD MOTOR AND MWD.
dTimEnd: 1993-01-02T00:00:00+01:00
dTimStart: 1993-01-01T22:30:00+01:00
md: 37
phase: fixed
proprietaryCode: interruption -- sidetrack
state: ok
stateDetailActivity: success
Lithology and shows: