Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-02T00:00:00+02:00 to 2013-06-03T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-06-03T00:00:00+02:00
dTimDiaHoleStart: 2013-05-28T14:30:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Land casing hanger and cement 9 5/8" X 10 3/4" casing inplace. Pressure test casing and perform slip and cut.
hpht: 0
md: 3197
mdCsgLast: 2570.7
mdDiaHoleStart: 2614
mdPlanned: -999.99
mdStrengthForm: 2574
presTestType: formation integrity test
reportNo: 6
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: RIH 9 5/8" X 10 3/4" casing and lM/U casing hanger.
tightWell: 0
tvd: 2782
tvdCsgLast: 2442
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-06-02T23:00:00+02:00
density: 1.28
locationSample: Active pit
md: 3197
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
dTim: 2013-06-02T11:45:00+02:00
density: 1.28
locationSample: Active pit
md: 3197
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
Pore pressure:
Survey stations:
Activities:
comments: RIH with 53.5 ppf 9 5/8" casing from 827 m to 1270 m . Filled casing every joint. 
Average running rate10 joints/hr.
dTimEnd: 2013-06-02T03:30:00+02:00
dTimStart: 2013-06-02T00:00:00+02:00
md: 1270
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held TBT. RIH with 53.5 ppf 9 5/8" casing stands from 1270 m to 2563 m . Filled casing every stand.
Average running rate 24 joints/hr.
dTimEnd: 2013-06-02T09:30:00+02:00
dTimStart: 2013-06-02T03:30:00+02:00
md: 2563
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held TBT. Changed out casing running equipment from 9 5/8" to 10 3/4". P/U and M/U 9 5/8" X 10 3/4" X/over. Removed 9 5/8" auto slips and installed 10 3/4" and hook- up control lines. 
Meanwhile: Performed deck management on cantilever and removed back-up joints.
dTimEnd: 2013-06-02T12:00:00+02:00
dTimStart: 2013-06-02T09:30:00+02:00
md: 2563
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 65.7 ppf 10 3/4" casing from 2563 m to 2808 m. Filled casing every joint. 
Average running rate 7 joints/hr.  
Unable to function horizonta tranfer system [HTS].
dTimEnd: 2013-06-02T14:45:00+02:00
dTimStart: 2013-06-02T12:00:00+02:00
md: 2808
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Troubleshoot HTS failure.
dTimEnd: 2013-06-02T17:45:00+02:00
dTimStart: 2013-06-02T14:45:00+02:00
md: 2808
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with 65.7 ppf 10 3/4" casing from 2808 m to 3047 m. Filled casing every joint. 
Average running rate 8 joints/hr.
dTimEnd: 2013-06-02T20:15:00+02:00
dTimStart: 2013-06-02T17:45:00+02:00
md: 3047
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held TBT. Changed to 5 1/2"  handling equipment.
dTimEnd: 2013-06-02T21:00:00+02:00
dTimStart: 2013-06-02T20:15:00+02:00
md: 3047
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U and M/U 9 5/8" X 10 3/4" casing hanger.
dTimEnd: 2013-06-02T21:45:00+02:00
dTimStart: 2013-06-02T21:00:00+02:00
md: 3047
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up and removed auto slips. RIH casing hanger below rotary and installed outerring and masterbushing. Removed casing tong and cleared rig floor of any excees equipment.
dTimEnd: 2013-06-02T23:15:00+02:00
dTimStart: 2013-06-02T21:45:00+02:00
md: 3047
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 65.7 ppf 10 3/4" casing on 5 1/2" HWDP landing string from 3047 m to 3179 m. Washed down last stand with 500 lpm, 22 bar.
dTimEnd: 2013-06-03T00:00:00+02:00
dTimStart: 2013-06-02T23:15:00+02:00
md: 3179
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: