Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2007-11-10T00:00:00+01:00 to 2007-11-11T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 3.2
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-11-11T00:00:00+01:00
dTimDiaHoleStart: 2007-11-06T22:45:00+01:00
diaHole: 36
distDrill: -999.99
elevKelly: 0
fixedRig: false
forecast24Hr: Wash down with the conductor pipe. Cement the 30" conductor. Wait for cement to set.
hpht: 0
md: 204
mdCsgLast: 196.8
mdDiaHoleStart: 145.7
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 6
ropCurrent: -999.99
strengthForm: 0
sum24Hr: WOW. Made up cmt stinger inside 30" conductor. Run 30" conductor and stabbed same into template guide funnel. Run 30" conductor to 169 m. Washed down from 169 m.
tightWell: 0
tvd: 204
tvdCsgLast: 196.8
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-11-10T21:01:00+01:00
density: 1.4
locationSample: Reserve pit
md: 204
mudClass: oil based
presBopRating: 0
pv: 30
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10.5
dTim: 2007-11-10T20:00:00+01:00
density: 1.05
locationSample: Reserve pit
md: 203
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 111
yp: -999.99
Pore pressure:
dTim: 2007-11-11T00:00:00+01:00
equivalentMudWeight: 1.03
md: 204
readingKind: estimated
Survey stations:
Activities:
comments: WOW due to high wind and waves.
dTimEnd: 2007-11-10T06:00:00+01:00
dTimStart: 2007-11-10T00:00:00+01:00
md: 55
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: WOW. High wind and waves. Meanwhile performed rig maintenance.
dTimEnd: 2007-11-10T13:00:00+01:00
dTimStart: 2007-11-10T06:00:00+01:00
md: 55
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Held a tool box meeting. Run the 30" conductor housing. Laid down the conductor running tool.
dTimEnd: 2007-11-10T15:30:00+01:00
dTimStart: 2007-11-10T13:00:00+01:00
md: 55
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Run and made up the cementing stinger in the conductor.
dTimEnd: 2007-11-10T16:45:00+01:00
dTimStart: 2007-11-10T15:30:00+01:00
md: 55
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picke up CART housing. Installed 2" fill up valve. Installed inclinometer on CART.
dTimEnd: 2007-11-10T18:30:00+01:00
dTimStart: 2007-11-10T16:45:00+01:00
md: 55
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed top up cement system on the 30" conductor pipe whlie running down. Foot injury on centraliser deck.
dTimEnd: 2007-11-10T21:00:00+01:00
dTimStart: 2007-11-10T18:30:00+01:00
md: 55
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Investigated incident involving a service hand.
dTimEnd: 2007-11-10T22:15:00+01:00
dTimStart: 2007-11-10T21:00:00+01:00
md: 55
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: injury
comments: Continued to install top up cement system on the 30" conductor pipe whlie running down.
dTimEnd: 2007-11-10T22:45:00+01:00
dTimStart: 2007-11-10T22:15:00+01:00
md: 55
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Run 30" conductor on 5 1/2" landing string.
dTimEnd: 2007-11-11T00:00:00+01:00
dTimStart: 2007-11-10T22:45:00+01:00
md: 55
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: