Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-07-19T00:00:00+02:00 to 2013-07-20T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-20T00:00:00+02:00
dTimDiaHoleStart: 2013-07-09T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH and position perforation BHA # 7. Perforate interval # 7 and POOH. L/O BHA # 7 and P/U perforation BHA # 8. RIH and Position gun assembly at interval # 8 from 4031 m to 4043 m.
hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 53
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: RIH with perforation BHA # 6 and positioned gun assembly at interval # 6 from 4268 m to 4280 m. Perforated interval # 6 and POOH. L/O perforation BHA # 6 and re-build cablehead. P/U and M/U perforation BHA # 7. RIH with perforation BHA # 7 to 3693 m.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: M/U perforation BHA # 6.
dTimEnd: 2013-07-19T02:00:00+02:00
dTimStart: 2013-07-19T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U lubricator and pressure tested In-Situ Sub to 30/300 bar for 5/10 min. Eqaulized pressure and opened well. WHP 55 bar.
dTimEnd: 2013-07-19T03:00:00+02:00
dTimStart: 2013-07-19T02:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation BHA # 6 on wireline from surface to 3400 m
(Tool length: 30.85m, MAX OD:4.5 in, Tool Weight: 1184.65 kg)
WHP: 56 bar
dTimEnd: 2013-07-19T05:45:00+02:00
dTimStart: 2013-07-19T03:00:00+02:00
md: 3400
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation BHA # 6 on wireline tractor from 3400 m to 4325 m.
dTimEnd: 2013-07-19T08:15:00+02:00
dTimStart: 2013-07-19T05:45:00+02:00
md: 4325
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across interval # 6 from 4280 m to 4268 m and positioned guns.
dTimEnd: 2013-07-19T10:00:00+02:00
dTimStart: 2013-07-19T08:15:00+02:00
md: 4280
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval # 6 from 4268 m to 4280 m, good indication of guns fired.
dTimEnd: 2013-07-19T10:15:00+02:00
dTimStart: 2013-07-19T10:00:00+02:00
md: 4280
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH with perforation BHA # 6 from 4280 m to surface. WHP 56 bar.
dTimEnd: 2013-07-19T13:30:00+02:00
dTimStart: 2013-07-19T10:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Closed and inflow tested HMV/SWAB valve with 51 bar differential pressure.
dTimEnd: 2013-07-19T14:00:00+02:00
dTimStart: 2013-07-19T13:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator and L/O perforation BHA # 6.
dTimEnd: 2013-07-19T16:15:00+02:00
dTimStart: 2013-07-19T14:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Re-build cablehead and tested tools prior to P/U perforation BHA # 7.
dTimEnd: 2013-07-19T18:30:00+02:00
dTimStart: 2013-07-19T16:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U and M/U perforation BHA # 7
dTimEnd: 2013-07-19T20:30:00+02:00
dTimStart: 2013-07-19T18:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U lubricator and pressure tested In-Situ Sub to 30/300 bar for 5/10 min.
dTimEnd: 2013-07-19T21:00:00+02:00
dTimStart: 2013-07-19T20:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation BHA # 7 on wireline from surface to 3529 m.
dTimEnd: 2013-07-19T23:30:00+02:00
dTimStart: 2013-07-19T21:00:00+02:00
md: 3529
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation BHA # 7 on wireline tractor from 3529 m to 3693 m.
dTimEnd: 2013-07-20T00:00:00+02:00
dTimStart: 2013-07-19T23:30:00+02:00
md: 3693
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: