Daily Drilling Report
Well: NO 15/9-19 A
Report period: 1997-11-07T00:00:00+01:00 to 1997-11-08T00:00:00+01:00
Wellbore info:
dTimSpud: 1997-07-25T00:00:00+02:00
dateDrillComplete: 1997-08-30
daysBehind: 106
operator: Statoil
rigAlias: name: BYFORD DOLPHIN
name: 341331
Status:
dTim: 1997-11-08T00:00:00+01:00
dTimDiaHoleStart: 1997-11-03T20:00:00+01:00
distDrill: -999.99
elevKelly: 25
fixedRig: false
forecast24Hr: CIRC HOLE CLEAN. SET K.O. PLUG. POOH AND LAY DOWN EXCESS TUBULARS.
hpht: 0
md: 4131
mdCsgLast: 4643
mdKickoff: 2178
mdPlanned: -999.99
mdPlugTop: 3818
reportNo: 107
ropCurrent: -999.99
sum24Hr: RETRIVED 7" CSG. SET WEAR BUSHING AND RIH TO SET KICK OFF PLUG. CIRC
HOLE IN CSG WINDOW.
tightWell: 0
tvd: 3319
waterDepth: 84
wellheadElevation: 106.5
Drilling fluid:
dTim: 1997-11-07T23:59:00+01:00
density: 1.55
locationSample: Active pit
md: 3765
mudClass: other
presBopRating: 999
pv: 55
type: ULTIDRILL
visFunnel: 130
yp: 14.5
Pore pressure:
Survey stations:
Activities:
comments: RIH AND ATTEMPT TO ENGAGE SEAL ASSY, NO GO. POOH.
dTimEnd: 1997-11-07T01:30:00+01:00
dTimStart: 1997-11-07T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: fail
stateDetailActivity: equipment failure
comments: MODEFIED SPRING LOADED TOOL BY REMOVING LATCH LUGS AND GRIND OFF 4 MM. REDRESSED SAME.
dTimEnd: 1997-11-07T02:30:00+01:00
dTimStart: 1997-11-07T01:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: fail
stateDetailActivity: equipment failure
comments: RIH AND ENGAGED SEAL ASSY. SET DOWN 5 TON, CLOSE L/ANNULAR FOR SUPPORT AND APPLIED 6000 DNM TORQUE, SET DOWN TO 14 TON DOWN WT AND PICKED UP NO INDICATION OF OVER PULL. CHECKED FOR FLOW, OPEN ANNULAR AND POOH. LAID DOWN SEAL ASSY AND RETRIEVING TOOL.
dTimEnd: 1997-11-07T04:00:00+01:00
dTimStart: 1997-11-07T02:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: MADE UP 7" CSG SPEAR/PACKOFF ASSY AND RIH TO WELLHEAD.
dTimEnd: 1997-11-07T06:00:00+01:00
dTimStart: 1997-11-07T04:00:00+01:00
md: 106
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: ENGAGED SPEAR IN 7" CSG AND PULLED CSG FREE WITH 100 TON OVER PULL FLOW CHECKED WELL, WELL STATIC.
dTimEnd: 1997-11-07T06:30:00+01:00
dTimStart: 1997-11-07T06:00:00+01:00
md: 105
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH WITH 7" CSG. RELEASED CSG SPEAR AND RACKED BACK IN DERRICK.
dTimEnd: 1997-11-07T07:30:00+01:00
dTimStart: 1997-11-07T06:30:00+01:00
md: 2169
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: RIG UP 7" CSG HANDLING EQUIPMENT.
dTimEnd: 1997-11-07T09:00:00+01:00
dTimStart: 1997-11-07T07:30:00+01:00
md: 2169
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH AND LAID DOWN 179 JT 7" CSG.
dTimEnd: 1997-11-07T20:00:00+01:00
dTimStart: 1997-11-07T09:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: RIGGED DOWN CSG HANDLING EQUIPMENT AND CLEARED DRILLFLOOR.
dTimEnd: 1997-11-07T21:30:00+01:00
dTimStart: 1997-11-07T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: LAID DOWN CSG SPEAR ASSY.
dTimEnd: 1997-11-07T22:00:00+01:00
dTimStart: 1997-11-07T21:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: MADE UP WEAR BUSHING RUNNING TOOL, SET 10 3/4" WEAR BUSHING IN WELLHEAD. LAID DOWN RUNNING TOOL.
dTimEnd: 1997-11-08T00:00:00+01:00
dTimStart: 1997-11-07T22:00:00+01:00
md: 106
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
Lithology and shows: