Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2014-02-09T00:00:00+01:00 to 2014-02-10T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
daysBehind: 2.5
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-02-10T00:00:00+01:00
dTimDiaHoleStart: 2014-02-03T20:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run Drilling Riser Connector. Land and lock same.
hpht: 0
md: 3147
mdCsgLast: 3090.1
mdDiaHoleStart: 3147
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 16
ropCurrent: -999.99
sum24Hr: Waited on Weather. 
Meanwhile tested manifolds. P/U Drilling Riser Connector. Performed maintenance and cleaned and cleared in drilling areas. Re-function tested Connector.
tightWell: 0
tvdCsgLast: 2895
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-02-09T09:00:00+01:00
density: 1.37
locationSample: Active pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 32
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 5
Pore pressure:
Survey stations:
Activities:
comments: Waited on Weather.
Meanwhile tested manifolds to 20/345 bar for 5/10 min.. 
Performed general PMs and cleaned and cleared in drilling areas. Performed service on PRS and TDS.
dTimEnd: 2014-02-09T04:00:00+01:00
dTimStart: 2014-02-09T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on Weather.
Meanwhile held TBT and P/U Drilling Riser Connector. Changed out casing tong to 2 7/8".
dTimEnd: 2014-02-09T06:00:00+01:00
dTimStart: 2014-02-09T04:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on Weather.
Meanwhile moved XMT. Performed general maintenance and cleaned and cleared in drilling areas. Assisted deckcrew preparing backload. Pressure tested Choke manifold to 20/345 bar for 5/10 min.
dTimEnd: 2014-02-09T21:00:00+01:00
dTimStart: 2014-02-09T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on Weather.
Meanwhile re-function tested Drilling Riser Connector.
dTimEnd: 2014-02-09T22:00:00+01:00
dTimStart: 2014-02-09T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on Weather.
Meanwhile performed general maintenance and cleaned and cleared in drilling areas. Continued pressure testing Choke manifold to 20/345 bar for 5/10 min.
dTimEnd: 2014-02-10T00:00:00+01:00
dTimStart: 2014-02-09T22:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: