Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2010-09-22T00:00:00+02:00 to 2010-09-23T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2010-09-23T00:00:00+02:00
dTimDiaHoleStart: 2010-09-20T08:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RD wireline pressure control equipment. Hand over well to production department.

Expected status 06:00 tomorrow: No operation.
hpht: 0
md: -999.99
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Waited for stable flow aprox. 5050 Sm3/d with PLT at 3080 m. Attempted to RIH at various speed. No-go. Reduced flow rate to 3000 Sm3/d. Took stationary readings at 3080, 3155, 3200 and 3250 m. Logged flowing passes between 3030 and 3250 m, down at 40 m/min and up at 10/20/30/40 m/min. Reduced flow rate to 1500 Sm3/d. Logged flowing passes between 3000 and 3250 m, down at 40 m/min and up at 10/20/30/40 m/min. Unable to log down on both flowing rates at 10/20/30 m/min. POOH with PLT. Changed tool string. RIH with 5,72" EVO bridge plug at 800 m.
tightWell: 0
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued waiting for stable flow. Stabilized flow rate at approx. 5050 Sm³/d.
dTimEnd: 2010-09-22T02:45:00+02:00
dTimStart: 2010-09-22T00:00:00+02:00
md: 3080
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Took stationary reading for 5 min at depth 3080 m. Attempted to RIH at various speeds. Max speed was 80 m/min. Stopped at various depths between 2985 and 3015 m.
dTimEnd: 2010-09-22T05:15:00+02:00
dTimStart: 2010-09-22T02:45:00+02:00
md: 3080
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Reduced flow rate to 3000 Sm³/d.
dTimEnd: 2010-09-22T06:00:00+02:00
dTimStart: 2010-09-22T05:15:00+02:00
md: 3080
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Waited for stable flow rate.
dTimEnd: 2010-09-22T07:15:00+02:00
dTimStart: 2010-09-22T06:00:00+02:00
md: 3080
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Took stationary readings at 3080, 3155, 3200 and 3250 m.
dTimEnd: 2010-09-22T07:45:00+02:00
dTimStart: 2010-09-22T07:15:00+02:00
md: 3080
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Logged flowing passes between 3030 and 3250 m. Logged down at 40 m/min and up at 10/20/30/40 m/min. Unable to log down passes at 10/20/30 m/min. Positioned toolstring at 3080 m.
dTimEnd: 2010-09-22T09:15:00+02:00
dTimStart: 2010-09-22T07:45:00+02:00
md: 3080
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Reduced flow rate to 1500 Sm3/d and stabilized.
dTimEnd: 2010-09-22T12:45:00+02:00
dTimStart: 2010-09-22T09:15:00+02:00
md: 3080
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Logged flowing passes between 3000 and 3250 m. Logged down at 40 m/min and up at 10/20/30/40 m/min. Unable to log down passes at 10/20/30 m/min. Positioned toostring at 3000 m. Shut in well.
dTimEnd: 2010-09-22T15:15:00+02:00
dTimStart: 2010-09-22T12:45:00+02:00
md: 3080
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: POOH.
dTimEnd: 2010-09-22T17:15:00+02:00
dTimStart: 2010-09-22T15:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Closed well. WHP = 89 bar. Bled down and inflow tested HMV. Bled down and flushed lubricator with N2. LD and inspected BHA #1.
dTimEnd: 2010-09-22T19:30:00+02:00
dTimStart: 2010-09-22T17:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Prepared and checked BHA #2, CCL, DPU and 5,72" EVO bridge plug. Lifted toolstring to rig floor.
dTimEnd: 2010-09-22T22:00:00+02:00
dTimStart: 2010-09-22T19:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held tool box meeting on rig floor. Installed BHA #2 into lubricator. Added 25 ltr Ramex into riser. Leak tested QTS to 20/170 bar for 5/10 min. Equalized with N2 across HMV and opened well. WHP 98.6 bar.
dTimEnd: 2010-09-22T23:15:00+02:00
dTimStart: 2010-09-22T22:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RIH with BHA #2, EVO bridge plug to 800 m.
dTimEnd: 2010-09-23T00:00:00+02:00
dTimStart: 2010-09-22T23:15:00+02:00
md: 800
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: