Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-01-16T00:00:00+01:00 to 2008-01-17T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-01-17T00:00:00+01:00
dTimDiaHoleStart: 2008-01-16T05:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run perforation guns to 3303 m MD. Correlate guns with PBR no-go. Set MAXR gun hanger. POOH with gun hanger setting tool. Pull nominal bowl protector. Rig up for running completion string.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdPlugTop: 3480
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 114
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Waited on plan of action from town. WOW prior to picking up perforation guns. Ran 4 1/2" perforation guns from surface to 252 m MD.
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-01-16T00:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-01-17T00:00:00+01:00
equivalentMudWeight: 1.03
md: 140
readingKind: estimated
Survey stations:
Activities:
comments: Continued to POOH with 9 5/8" RTTS packer on 5 1/2" DP from 2180 m to 40 m MD.
dTimEnd: 2008-01-16T04:00:00+01:00
dTimStart: 2008-01-16T00:00:00+01:00
md: 40
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Broke out an laid down 9 5/8" RTTS packer. Racked back last stand.
dTimEnd: 2008-01-16T05:00:00+01:00
dTimStart: 2008-01-16T04:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Waited for plan of action from town. Meanwhile did routine testing of FOSV's and Gray valve.
dTimEnd: 2008-01-16T06:00:00+01:00
dTimStart: 2008-01-16T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Waited for plan of action from town. Meanwhile did routine testing of FOSV's and Gray valve.
dTimEnd: 2008-01-16T07:00:00+01:00
dTimStart: 2008-01-16T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Waited for instuctions from town.

Meanwhile :
-Pressure tested safety valves
-Performed manitenance on rotary table lock
-Performed general housekeeping and PM's on drillfloor
-Removed BOP carrier from BOP
dTimEnd: 2008-01-16T16:30:00+01:00
dTimStart: 2008-01-16T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: operation failed
comments: Recieved instruction from town to run guns. Waited on weather due to high winds, cranes down. Meanwhile rigged up casing tong, dressed PS-21 slips for 4 1/2" and dressed BX elevator with 5" inserts.
dTimEnd: 2008-01-16T20:30:00+01:00
dTimStart: 2008-01-16T16:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Laid out 4 1/2 perforation guns, firing heads and MAXR anchor on top of tubing in STB AFT bay. Made up FOSV with x-overs to perforation guns.
dTimEnd: 2008-01-16T21:30:00+01:00
dTimStart: 2008-01-16T20:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Held pre-job meeting on drillfloor. Made up Gray valve to stand of 5 1/2" DP and racked back.
dTimEnd: 2008-01-16T22:30:00+01:00
dTimStart: 2008-01-16T21:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Ran in hole with 4 1/2" Orient exact weights/perforation guns from surface to 38 m MD.
dTimEnd: 2008-01-17T00:00:00+01:00
dTimStart: 2008-01-16T22:30:00+01:00
md: 38
phase: fixed
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: