Daily Drilling Report
Well: NO 15/9-F-1 B
Report period: 2013-10-04T00:00:00+02:00 to 2013-10-05T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-08-29T15:30:00+02:00
dateDrillComplete: 2013-09-07
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-10-05T00:00:00+02:00
dTimDiaHoleStart: 2013-09-29T06:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Waiting on new seal rings for perforation toolstring.
Install O-rings and make up guns to toolstring.
RIH with perforation run #4.
Correlate at depth and fire guns.
POOH and L/D toolstring.
R/D wireline equipment.


hpht: 0
md: 3465
mdCsgLast: 3463.3
mdDiaHoleStart: 3465
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 36
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Rigged up wireline equipment for additional perforation run #4.
Leak tested wireline riser.
Prepared toolstring for run #4. Leak tested QTS and lubricator.
Waited on seal rings for wireline toolstring, meanwhile performed general rig maintenance.
tightWell: 0
tvdCsgLast: 3258.2
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-10-04T15:00:00+02:00
density: 1.03
locationSample: Active pit
md: 3465
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
dTim: 2013-10-04T21:00:00+02:00
density: 1.21
locationSample: Reserve pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 25
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 5
dTim: 2013-10-04T12:00:00+02:00
density: 1.32
locationSample: Reserve pit
md: 3465
mudClass: oil based
presBopRating: 345
pv: 37
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
Pore pressure:
Survey stations:
Activities:
comments: Re-installed 7/16" cable drum on W/L unit.
Prepared grease injection head and cable head.

dTimEnd: 2013-10-04T02:00:00+02:00
dTimStart: 2013-10-04T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Leak tested W/L riser rig-up to rig floor with 30/200 bar for 5/10 min.
M/U GIH to lubricator section.
Schlumberger re-build cable head.
dTimEnd: 2013-10-04T07:00:00+02:00
dTimStart: 2013-10-04T02:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Prepared toolstring for run #4.
Opened and inspected S6 valve on standpipe manifold, stenciled numbers on manifolds and main deck hatches. 
Performed general rig maintenance and high wind checks.
dTimEnd: 2013-10-04T10:30:00+02:00
dTimStart: 2013-10-04T07:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: P/U lubricator, M/U wireline toolstring and stabbed lubricator on riser section.
dTimEnd: 2013-10-04T11:00:00+02:00
dTimStart: 2013-10-04T10:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- wire line
state: ok
stateDetailActivity: success
comments: Pressure tested quick test sub and lubricator section to 30/200 bar for 5/10 min.
Bled down pressure, lifted lubricator and set back same.
dTimEnd: 2013-10-04T13:15:00+02:00
dTimStart: 2013-10-04T11:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Waited on new seal rings for perforation toolstring, ETA Maersk Inspirer 19:00 hrs w/ helicopter.

Meanwhile performed general rig maintenance.
Opened BOP ram doors. Inspected and measured rams and cavities.
dTimEnd: 2013-10-04T19:00:00+02:00
dTimStart: 2013-10-04T13:15:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Waited on new seal rings for perforation toolstring. Helicopter cancelled due to fog. New ETA for seal rings 07:00 hrs w/ supply boat Rem Hrist.

Meanwhile performed general rig maintenance.
Cleaned and inspected all BOP seals prior to closing ram doors. Closed ram doors and prepared BOP for pressure testing.
Installed scaffold under NT-2 connector.
Torqued up bolts on standpipe valve #6.

dTimEnd: 2013-10-05T00:00:00+02:00
dTimStart: 2013-10-04T19:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
Lithology and shows: