Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-09-21T00:00:00+02:00 to 2008-09-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-09-22T00:00:00+02:00
dTimDiaHoleStart: 2008-09-20T04:00:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 1381
mdCsgLast: 1368.4
mdDiaHoleStart: 1381
mdPlanned: -999.99
mdStrengthForm: 1381
presTestType: formation integrity test
reportNo: 22
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: None
tightWell: 0
tvd: 1349
tvdCsgLast: 1340.4
tvdStrengthForm: 1349
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Circulated on well at 3500 lpm / SPP 130 bar. Meanwhile troubleshot ZMS / VICIS / control system
dTimEnd: 2008-09-21T00:30:00+02:00
dTimStart: 2008-09-21T00:00:00+02:00
md: 1297
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Troubleshot ZMS / VICIS / control system. Meanwhile circulated on well 3500 lpm / SPP 130 bar.
dTimEnd: 2008-09-21T01:15:00+02:00
dTimStart: 2008-09-21T00:30:00+02:00
md: 1297
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Had black out on mainpower due to incident caused by production. Lost power on all drilling systems.
dTimEnd: 2008-09-21T01:30:00+02:00
dTimStart: 2008-09-21T01:15:00+02:00
md: 1297
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Troubleshot ZMS / VICIS / control system.
dTimEnd: 2008-09-21T04:15:00+02:00
dTimStart: 2008-09-21T01:30:00+02:00
md: 1297
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Calibrated travelling block while POOH with stand - still problems with control system / ZMS limits. Racked back stand. Decieded to start POOH with reduced speed.
dTimEnd: 2008-09-21T05:15:00+02:00
dTimStart: 2008-09-21T04:15:00+02:00
md: 1257
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: POOH with 17 1/2" BHA on 5 1/2" DP from 1257 m to 1117 m MD. No swabbing or excessive overpull observed.
dTimEnd: 2008-09-21T06:00:00+02:00
dTimStart: 2008-09-21T05:15:00+02:00
md: 1117
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: POOH with 17 1/2 BHA on 5 1/2" DP from 1117 m to 127 m MD. Pulled at reduced speed due to problems with ZMS / control system.
dTimEnd: 2008-09-21T12:30:00+02:00
dTimStart: 2008-09-21T06:00:00+02:00
md: 127
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Flow checked before pulling BHA well static. Dropped 2 3/8" drift in HWDP.
dTimEnd: 2008-09-21T13:00:00+02:00
dTimStart: 2008-09-21T12:30:00+02:00
md: 127
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: POOH with 17 1/2" BHA on 5 1/2" HWDP from 127 m to 88 m MD.
dTimEnd: 2008-09-21T13:15:00+02:00
dTimStart: 2008-09-21T13:00:00+02:00
md: 88
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Removed PS-21 auto slips from rotary. Inserted masterbushing. Prevailing problems with ZMS / control system. Halted operation for troubleshooting.
dTimEnd: 2008-09-21T13:45:00+02:00
dTimStart: 2008-09-21T13:15:00+02:00
md: 88
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Troubleshot problems with ZMS / control system.
dTimEnd: 2008-09-22T00:00:00+02:00
dTimStart: 2008-09-21T13:45:00+02:00
md: 88
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
Lithology and shows: