Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-26T00:00:00+01:00 to 2013-12-27T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-27T00:00:00+01:00
dTimDiaHoleStart: 2013-12-15T23:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Skid BOP to well center, N/U same.
Install slick joint, tensioners and diverter.
Pressure test BOP connector to 20/345 bar for 5/10 min.
Retrieve Safelock plug from 633 m.
P/U and M/U clean out assemblies for 7" liner and 9 5/8" x 10 3/4" casing including Well Commissioner.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 42
ropCurrent: -999.99
sum24Hr: Skidded cantilever from slot F-1 to F-15. Completed well intervention on F-1 B.
Packed and backloaded wireline and intervention equipment.
Performed slip & cut. 
Lowered BOP riser joint and M/U same to multibowl.
tightWell: 0
tvd: 3212.3
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-26T12:00:00+01:00
density: 1.32
md: 4685
mudClass: oil based
presBopRating: 345
pv: 38
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
Pore pressure:
Survey stations:
Activities:
comments: Installed walkways and stair after skidding cantilever from F-1 to F-15 slot.

******NOTE: From 00:00-08:30 reported on F-1 B******
dTimEnd: 2013-12-26T09:00:00+01:00
dTimStart: 2013-12-26T08:30:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Cleared rig floor of AWS and SLB equipment from F-1 B well intervention, packed same for backload.
dTimEnd: 2013-12-26T13:00:00+01:00
dTimStart: 2013-12-26T09:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Performed TBT. Rigged up, slipped and cut drill line. Cleaned and cleared rig floor. Performed brake calibration test.

Meanwhile backloaded W/L equipment.
dTimEnd: 2013-12-26T15:30:00+01:00
dTimStart: 2013-12-26T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Errected scaffold access stairwell and handrails in moonpool. 

Meanwhile installed shackles and chains on bails. P/U BOP riser and landed same in set back.
Prepared hatches on F-15 slot. 
Backloaded cargo. Re-installed flowline covers.
dTimEnd: 2013-12-26T19:00:00+01:00
dTimStart: 2013-12-26T15:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT prior to changing hatches on wellhead module.
dTimEnd: 2013-12-26T19:15:00+01:00
dTimStart: 2013-12-26T19:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed bolts from full hatch, lifted hatch from slot F-15. Installed split hatches and M/U same.

Informed production department at 20:00 hrs to shut in wells as per SIMPOPS procedure.
dTimEnd: 2013-12-26T21:00:00+01:00
dTimStart: 2013-12-26T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waited on production department to confirm wells depressurized. 
Meanwhile prepared for installation of BOP riser and arranged equipment on pipe deck.
dTimEnd: 2013-12-26T22:00:00+01:00
dTimStart: 2013-12-26T21:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Received note from production department. Lowered BOP riser joint to mulitbowl.
M/U riser joint.
dTimEnd: 2013-12-26T23:00:00+01:00
dTimStart: 2013-12-26T22:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Fit split covers on hatch. Performed TBT for building scaffold around BOP riser joint.
dTimEnd: 2013-12-26T23:30:00+01:00
dTimStart: 2013-12-26T23:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Built scaffold around riser to M/U NT2 connector.
dTimEnd: 2013-12-27T00:00:00+01:00
dTimStart: 2013-12-26T23:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: