Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2007-06-11T00:00:00+02:00 to 2007-06-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
daysBehind: .7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-06-12T00:00:00+02:00
dTimDiaHoleStart: 2007-06-09T22:30:00+02:00
diaHole: 36
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Work conductor to projected depth. Cement conductor, wait on cement to set up. Disengage CART and pull landing string.
hpht: 0
md: 256.5
mdCsgLast: 251.2
mdDiaHoleStart: 145.6
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 3
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Rigged up for running 30" conductor. Ran 30" conductor, ran cement innerstring and engaged CART. Ran in with 30" conductor on 5 1/2" HWDP. Friction in well from 200 m MD, worked string to get progress.
tightWell: 0
tvd: 256.5
tvdCsgLast: 251.2
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
Pore pressure:
dTim: 2007-06-12T00:00:00+02:00
equivalentMudWeight: 1.03
md: 256
readingKind: estimated
Survey stations:
Activities:
comments: Broke out and laid out 2 single 9 3/4" DC. Attempted to rack back 36" hole opener BHA comprising of 36" hole opener, MWD and 9 3/4" DC - nogo due to exceeded weight on PRS. Hung off BHA again and broke out 9 3/4" DC. Racked back DC. Racked back hole opener / MWD.
dTimEnd: 2007-06-11T03:00:00+02:00
dTimStart: 2007-06-11T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed FG inspection on TDS and derrick. Vetco Gray installed inclinometer on CART bracket. Had to place shimm rings on bracket to level out the inclinometer.
dTimEnd: 2007-06-11T04:30:00+02:00
dTimStart: 2007-06-11T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Removed elevator and bails. Cleared drillfloor. Rigged up for running 30" conductor.
dTimEnd: 2007-06-11T06:00:00+02:00
dTimStart: 2007-06-11T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Continued rigging up for running 30" conductor. Installed bails and elevator.
dTimEnd: 2007-06-11T07:30:00+02:00
dTimStart: 2007-06-11T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting at drillfloor prior to start running 30" conductor.
dTimEnd: 2007-06-11T09:00:00+02:00
dTimStart: 2007-06-11T07:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up 30" shoe joint. Filled joint with water and observed float opening - ok. Tested and rearranged tongs.
dTimEnd: 2007-06-11T10:15:00+02:00
dTimStart: 2007-06-11T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 30" conductor to 66 m MD.
dTimEnd: 2007-06-11T14:30:00+02:00
dTimStart: 2007-06-11T10:15:00+02:00
md: 66
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 30" conductor including ST-2 x RL-4 xover fm 66 m to 100 m MD. Strapped top up pipe along conductor on XMT deck. Filled 30" conductor with SW on way in.

Top up pipe cement outlets to be located at :
43,4 m below ML
24,5 m below ML
14,8 m below ML
dTimEnd: 2007-06-11T18:15:00+02:00
dTimStart: 2007-06-11T14:30:00+02:00
md: 100
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed to 5 1/2" handling equipment prior to picking up 30" conductor housing.
dTimEnd: 2007-06-11T19:00:00+02:00
dTimStart: 2007-06-11T18:15:00+02:00
md: 100
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk.
dTimEnd: 2007-06-11T19:30:00+02:00
dTimStart: 2007-06-11T19:00:00+02:00
md: 100
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up 30" conductor housing. Made up RL-4 connection to 36000 ft lbs using rig tongs. Enagaged anti-rotation slots.
dTimEnd: 2007-06-11T20:30:00+02:00
dTimStart: 2007-06-11T19:30:00+02:00
md: 100
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran in with 30" conductor housing and installed top up pipe on XMT deck.
dTimEnd: 2007-06-11T21:30:00+02:00
dTimStart: 2007-06-11T20:30:00+02:00
md: 111
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed C-plate in rotary and landed 30" conductor housing in same. Broke out and laid down 30" handling CART.
dTimEnd: 2007-06-11T22:00:00+02:00
dTimStart: 2007-06-11T21:30:00+02:00
md: 111
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rig up C-plate, bowl and slips for running cement stinger on top of 30" conductor housing.
dTimEnd: 2007-06-11T22:30:00+02:00
dTimStart: 2007-06-11T22:00:00+02:00
md: 111
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 4 3/4" aluminum cement stinger inside 30 conductor.
dTimEnd: 2007-06-12T00:00:00+02:00
dTimStart: 2007-06-11T22:30:00+02:00
md: 111
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: