Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2008-02-22T00:00:00+01:00 to 2008-02-23T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-02-23T00:00:00+01:00
dTimDiaHoleStart: 2008-02-09T10:00:00+01:00
diaHole: 8.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Move upper sheave wheel. RIH with 5" DP and 7/48 cable. Latch fish and 3218 m MD. POOH with 5" DP and 7/48 cable to shoe depth at 2761 m MD. Disconnect cable head and spool in cable. 
hpht: 0
md: 3510
mdCsgLast: 2760.5
mdDiaHoleStart: 2774
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 47
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Ran 5 1/2" singles to 2704 m MD. Re-arranged WL. Installed 5 1/2" x 5" x-over. Fitted wire in sideentry sub. Built WL torpedo. Waited on weather. Rigged down WL sheave in crown block.
tightWell: 0
tvd: 3138.8
tvdCsgLast: 2598.7
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2008-02-22T22:45:00+01:00
density: 1.45
locationSample: Reserve pit
md: 3510
mudClass: oil based
presBopRating: 690
pv: 29
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 7.5
Pore pressure:
dTim: 2008-02-23T00:00:00+01:00
equivalentMudWeight: 1.28
md: 3195
readingKind: estimated
Survey stations:
Activities:
comments: Ran 5 1/2" singles over 7/48 wireline from 1989 m to 2595 m MD. Winds 35- 40 knots.
dTimEnd: 2008-02-22T06:00:00+01:00
dTimStart: 2008-02-22T00:00:00+01:00
md: 2595
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: stuck equipment
comments: Ran 5 1/2" singles over 7/48 wireline from 2595 m to 2704 m MD.
dTimEnd: 2008-02-22T07:30:00+01:00
dTimStart: 2008-02-22T06:00:00+01:00
md: 2704
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: stuck equipment
comments: Held toolbox talk prior to rigging TDS work platform.
dTimEnd: 2008-02-22T07:45:00+01:00
dTimStart: 2008-02-22T07:30:00+01:00
md: 2704
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: stuck equipment
comments: Lowered and positioned TDS work platform.
dTimEnd: 2008-02-22T08:00:00+01:00
dTimStart: 2008-02-22T07:45:00+01:00
md: 2704
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: stuck equipment
comments: Pulled wireline through TDS and secured same. Installed 5" weco blind plug in TDS top-in coupling.
dTimEnd: 2008-02-22T08:30:00+01:00
dTimStart: 2008-02-22T08:00:00+01:00
md: 2704
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: stuck equipment
comments: Retracted and secured TDS work platform.
dTimEnd: 2008-02-22T08:45:00+01:00
dTimStart: 2008-02-22T08:30:00+01:00
md: 2704
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: stuck equipment
comments: Performed derrick inspection due to period of high winds.
dTimEnd: 2008-02-22T09:15:00+01:00
dTimStart: 2008-02-22T08:45:00+01:00
md: 2704
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: stuck equipment
comments: Pressure tested TDS 5" weco blind plug and K5 manifold valve 5/10 min 20/345 bar. Re-routed wireline over TDS.
dTimEnd: 2008-02-22T10:00:00+01:00
dTimStart: 2008-02-22T09:15:00+01:00
md: 2704
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: stuck equipment
comments: Made up 4 m 5" pup joint to 5" x 5 1/2" x-over, threaded wireline through same.
dTimEnd: 2008-02-22T10:15:00+01:00
dTimStart: 2008-02-22T10:00:00+01:00
md: 2704
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: stuck equipment
comments: Changed to 5" inserts in elevator. Picked up 5" pup/x-over and made up same to string.
dTimEnd: 2008-02-22T10:45:00+01:00
dTimStart: 2008-02-22T10:15:00+01:00
md: 2704
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: stuck equipment
comments: Held toolbox talk prior to removeing PS-30 automatic slips.
dTimEnd: 2008-02-22T11:00:00+01:00
dTimStart: 2008-02-22T10:45:00+01:00
md: 2704
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: stuck equipment
comments: Removed PS-30 automatic slips, dressed same for 5" DP and re-installed in rotary. Ran in on 5" DP to 2707 m MD.
dTimEnd: 2008-02-22T11:30:00+01:00
dTimStart: 2008-02-22T11:00:00+01:00
md: 2707
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: stuck equipment
comments: Took 9000 lbs tension on WL. Fitted T-bar to wireline and hung off on 5" DP.
dTimEnd: 2008-02-22T12:00:00+01:00
dTimStart: 2008-02-22T11:30:00+01:00
md: 2707
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: stuck equipment
comments: Fitted WL in sideentry sub. Cut WL and built rope sockets on winch and well ends according to Schlumberger procedure. Built WL torpedo. Changed from 5 1/2" to 5" saver sub on TDS.
dTimEnd: 2008-02-22T19:00:00+01:00
dTimStart: 2008-02-22T12:00:00+01:00
md: 2707
phase: fixed
proprietaryCode: interruption -- fish
state: ok
stateDetailActivity: stuck equipment
comments: Waited on weather. Winds 60-70 knots.

Meanwhile :
-Inspected and greased PDM, HTS, IR, PS-21 and DP elevators
-Inspected TDS torque wrench
-Repaired trip tank pump
-Installed drag chain guide on AFT PRS
-Pressure tested standpipe and kill manifolds

dTimEnd: 2008-02-23T00:00:00+01:00
dTimStart: 2008-02-22T19:00:00+01:00
md: 2707
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: