Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-12-09T00:00:00+01:00 to 2008-12-10T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-12-10T00:00:00+01:00
dTimDiaHoleStart: 2008-11-29T13:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 17 1/2" drilling BHA, wash down and tag firm cement inside 20" shoe. Drill cement in 20" shoe and kick off well F-15.
hpht: 0
md: 4090
mdCsgLast: 1368.4
mdDiaHoleStart: 4090
mdPlanned: -999.99
mdPlugTop: 1318
mdStrengthForm: 1381
presTestType: formation integrity test
reportNo: 66
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: Made up 17 1/2" drilling BHA. Had problems picking up 5 1/2" HWDP with PRS. Troubleshot PRS problems. Meanwhile installed pump in sub and circulated on well at 2300 lpm. Perfomed PM in drilling areas.
tightWell: 0
tvd: 3178
tvdCsgLast: 1340.4
tvdStrengthForm: 1349
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: POOH with 5" DP from 90 m MD to surface.
dTimEnd: 2008-12-09T00:15:00+01:00
dTimStart: 2008-12-09T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Waited on cement to set up. Meanwhile tested FOSV. Re-arranged stands of 9 5/8" casing racked back in derrick. Moved stands to aft setback area, doped box end of stands.
dTimEnd: 2008-12-09T04:30:00+01:00
dTimStart: 2008-12-09T00:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- wait
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to making up 17 1/2" drilling BHA.
dTimEnd: 2008-12-09T04:45:00+01:00
dTimStart: 2008-12-09T04:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up and hung of 17 1/2" powerdrive. Picked up and made up powerpulse HF. Picked up and made up ARC-9. Picked up and made up 9 5/8" NMDC single.
dTimEnd: 2008-12-09T06:00:00+01:00
dTimStart: 2008-12-09T04:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up and made up 9 1/2" NMDC. Picked up and and made up 7 5/8" reg x 6 5/8" reg box crossover.
dTimEnd: 2008-12-09T07:00:00+01:00
dTimStart: 2008-12-09T06:00:00+01:00
md: 43
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held toolbox talk / handover meeting.
dTimEnd: 2008-12-09T07:15:00+01:00
dTimStart: 2008-12-09T07:00:00+01:00
md: 43
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued to make up 17 1/2" drilling BHA. Had problems to access fingerboard with PRS due to conflict with dual latch bracket. Set ZMS in override and ran PRS manually. Made up and ran stand with jar and 8 1/4" DC. Made up and ran stand with accelerator and 8 1/4" DC. Installed totco ring. Made up 6 5/8" reg x 5 1/2 FH box crossover. Had problems with PRS when attempting to pick up stand of 5 1/2" HWDP.
dTimEnd: 2008-12-09T10:30:00+01:00
dTimStart: 2008-12-09T07:15:00+01:00
md: 108
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Troubleshot PRS weight indicator and PRS elevator problems.
dTimEnd: 2008-12-09T11:45:00+01:00
dTimStart: 2008-12-09T10:30:00+01:00
md: 108
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Made up stand of 5 1/2" HWDP. Removed masterbushing. Installed autoslips in RT. RIH with 17 1/2" BHA on 5 1/2" DP to 147 m MD. Prevailing problems with PRS when attempting to pick up stands of 5 1/2" HWDP.
dTimEnd: 2008-12-09T12:30:00+01:00
dTimStart: 2008-12-09T11:45:00+01:00
md: 147
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Troubleshot situation with PRS. PRS not supplying sufficient hydraulic pressure to gripper claw. Performed faultfinding in hydraulic and electrical system.
dTimEnd: 2008-12-10T00:00:00+01:00
dTimStart: 2008-12-09T12:30:00+01:00
md: 147
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
Lithology and shows: