Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-11-22T00:00:00+01:00 to 2008-11-23T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
daysBehind: 11.2
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-11-23T00:00:00+01:00
dTimDiaHoleStart: 2008-11-13T06:00:00+01:00
diaHole: 8.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 3670
mdCsgLast: 2534
mdDiaHoleStart: 2536
mdPlanned: -999.99
mdStrengthForm: 1381
presTestType: formation integrity test
reportNo: 49
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: None
tightWell: 0
tvd: 2910
tvdCsgLast: 2348.8
tvdStrengthForm: 1349
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Picked up jet sub. Ran in and jet washed the BOP. Picked up the test plug. RIH and jet washed the WH. Landed of test plug.

dTimEnd: 2008-11-22T03:15:00+01:00
dTimStart: 2008-11-22T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to perform BOP test. Made up pup jnt and swadge to TDS.

dTimEnd: 2008-11-22T04:00:00+01:00
dTimStart: 2008-11-22T03:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Started pressure testing of the BOP 345 bars.
dTimEnd: 2008-11-22T06:00:00+01:00
dTimStart: 2008-11-22T04:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Continued to pressure test BOPs as per procedure, 30/345 bars 5/ 10 mins. Meanwhile pressure tested upper lower IBOPs & Kelly hose. 

dTimEnd: 2008-11-22T11:15:00+01:00
dTimStart: 2008-11-22T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Left drill floor due to exhaust (CO levels @ 60 ppm), monitor area until clear reading on sensors.
dTimEnd: 2008-11-22T12:15:00+01:00
dTimStart: 2008-11-22T11:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- wait
state: ok
stateDetailActivity: success
comments: Held tool box talk and broke test assembly from TDS, laid out same.

dTimEnd: 2008-11-22T14:00:00+01:00
dTimStart: 2008-11-22T12:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
comments: Checked dies on PRS, cleaned & cleared drill floor prior to pick up BHA #2. BX elevator not operating probably.
dTimEnd: 2008-11-22T14:30:00+01:00
dTimStart: 2008-11-22T14:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: Changed out BX elevators due to latching problem, back up set would not work, installed original elevator & investigated problem with latch.

dTimEnd: 2008-11-22T15:00:00+01:00
dTimStart: 2008-11-22T14:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Held tool box talk and started to pick up 8½" BHA.
dTimEnd: 2008-11-22T17:30:00+01:00
dTimStart: 2008-11-22T15:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held tool box talk and loaded the radio active source to Ecoscope assembly. 

dTimEnd: 2008-11-22T18:15:00+01:00
dTimStart: 2008-11-22T17:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Changed BX inserts to 5" DP. Continued to RIH with 8½" BHA  to 180m.

dTimEnd: 2008-11-22T20:45:00+01:00
dTimStart: 2008-11-22T18:15:00+01:00
md: 180
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Changed out master bushing to PS 21 slips.

dTimEnd: 2008-11-22T21:00:00+01:00
dTimStart: 2008-11-22T20:45:00+01:00
md: 180
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Continued to RIH with 8½" BHA on 5" DP from 180m to 992m.

dTimEnd: 2008-11-22T23:00:00+01:00
dTimStart: 2008-11-22T21:00:00+01:00
md: 992
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Made up X-over to 5½". Filled the DP, Staged up pumps until static active volume was established, prior to test of MWD. 

dTimEnd: 2008-11-23T00:00:00+01:00
dTimStart: 2008-11-22T23:00:00+01:00
md: 992
phase: fixed
proprietaryCode: drilling -- survey
state: ok
stateDetailActivity: success
Lithology and shows: