Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-02T00:00:00+01:00 to 2013-12-03T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-03T00:00:00+01:00
dTimDiaHoleStart: 2013-12-02T15:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: R/D and L/O Weatherford casing tong from rig floor.  Install Weatherford back up casing tong. Run 7" liner M/U liner hanger. RIH with 7" liner on 5 1/2" DP.
hpht: 0
md: 4685
mdCsgLast: 3294.7
mdDiaHoleStart: 4685
mdPlanned: -999.99
mdStrengthForm: 3302
presTestType: formation integrity test
reportNo: 23
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: POOH with 8 1/2" BHA from 4336 m. L/D 8 1/2" BHA. R/U handling equipment for 7" liner job. M/U shoetrack to 60 m. Troubleshooting on Weatherford casing tong. Found damaged/sheared breakband. Changed out breakband on casing tong.
tightWell: 0
tvd: 3212.3
tvdStrengthForm: 2848
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-02T22:00:00+01:00
density: 1.32
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 36
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 13
dTim: 2013-12-02T09:00:00+01:00
density: 1.32
locationSample: Flowline
md: 4685
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 13
dTim: 2013-12-02T11:00:00+01:00
density: 1.32
locationSample: Active pit
md: 4685
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12.5
Pore pressure:
dTim: 2013-12-03T00:00:00+01:00
equivalentMudWeight: 1.14
md: 3300
readingKind: estimated
dTim: 2013-12-03T00:00:00+01:00
equivalentMudWeight: 1.29
md: 3449
readingKind: estimated
dTim: 2013-12-03T00:00:00+01:00
equivalentMudWeight: 1.29
md: 4685
readingKind: estimated
Survey stations:
Activities:
comments: POOH with 8 1/2" BHA from 4336 m to 3288 m. Avg. tripping speed 322 m/hr.
dTimEnd: 2013-12-02T03:15:00+01:00
dTimStart: 2013-12-02T00:00:00+01:00
md: 3288
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flow checked well. Well static. Took torque readings.
dTimEnd: 2013-12-02T03:45:00+01:00
dTimStart: 2013-12-02T03:15:00+01:00
md: 3288
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" BHA from 3388 m to 1922 m. Avg. tripping speed 651 m/hr.
dTimEnd: 2013-12-02T06:00:00+01:00
dTimStart: 2013-12-02T03:45:00+01:00
md: 1922
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" BHA from 1922 m to 1360 m. Avg. tripping speed 562 m/hr.
dTimEnd: 2013-12-02T07:00:00+01:00
dTimStart: 2013-12-02T06:00:00+01:00
md: 1360
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed pre-job/handover meeting with crew.
dTimEnd: 2013-12-02T07:15:00+01:00
dTimStart: 2013-12-02T07:00:00+01:00
md: 1360
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Cleaned and checked BX-elevator. Cheched oil level on HPU and top up same.
dTimEnd: 2013-12-02T07:30:00+01:00
dTimStart: 2013-12-02T07:15:00+01:00
md: 1360
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" BHA from 1360 m to 223 m. Avg. tripping speed 758 m/hr.
dTimEnd: 2013-12-02T09:00:00+01:00
dTimStart: 2013-12-02T07:30:00+01:00
md: 223
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed kick drill with crew, 65 sec.
dTimEnd: 2013-12-02T09:15:00+01:00
dTimStart: 2013-12-02T09:00:00+01:00
md: 223
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flow checked well for 15 min. Well static.
dTimEnd: 2013-12-02T09:30:00+01:00
dTimStart: 2013-12-02T09:15:00+01:00
md: 223
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" BHA from 223 m to 100 m.
dTimEnd: 2013-12-02T09:45:00+01:00
dTimStart: 2013-12-02T09:30:00+01:00
md: 100
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to handling BHA and radioactive sources.
dTimEnd: 2013-12-02T10:00:00+01:00
dTimStart: 2013-12-02T09:45:00+01:00
md: 100
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Changed to 5" handling equipment. Filled trip tank.
dTimEnd: 2013-12-02T10:15:00+01:00
dTimStart: 2013-12-02T10:00:00+01:00
md: 100
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" BHA from 100 m to 48 m while R/B 5 1/2" HWDP and jar in derrick.
dTimEnd: 2013-12-02T11:15:00+01:00
dTimStart: 2013-12-02T10:15:00+01:00
md: 48
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Changed to 5 1/2" handling equipment.
dTimEnd: 2013-12-02T11:30:00+01:00
dTimStart: 2013-12-02T11:15:00+01:00
md: 48
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed radioactive sources from Litro rak.
dTimEnd: 2013-12-02T11:45:00+01:00
dTimStart: 2013-12-02T11:30:00+01:00
md: 48
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Plugged in to MWD and down loaded data.
dTimEnd: 2013-12-02T13:00:00+01:00
dTimStart: 2013-12-02T11:45:00+01:00
md: 48
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" BHA  from 48 M and L/D same on deck.
dTimEnd: 2013-12-02T14:45:00+01:00
dTimStart: 2013-12-02T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and clered rig floor for excess equipment.
dTimEnd: 2013-12-02T15:00:00+01:00
dTimStart: 2013-12-02T14:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to rig 7" liner equipment.
dTimEnd: 2013-12-02T15:15:00+01:00
dTimStart: 2013-12-02T15:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: R/U handling equipment for 7" liner. CSG tong, inserts in BX-elevator, Installed fill up swedge to TDS. Pulled in HTS and installed power rollers on same.
dTimEnd: 2013-12-02T18:00:00+01:00
dTimStart: 2013-12-02T15:15:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed service on traveling bluck, electric motor and dolly.
dTimEnd: 2013-12-02T18:30:00+01:00
dTimStart: 2013-12-02T18:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: R/U handling equipment for 7" liner. Installed PS-30 in rotary. M/U swedge to TIW. Checked CSG tong.
dTimEnd: 2013-12-02T20:00:00+01:00
dTimStart: 2013-12-02T18:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting with crew prior to P/U and run 7" liner.
dTimEnd: 2013-12-02T20:15:00+01:00
dTimStart: 2013-12-02T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: M/U shoetrack to 60 m. P/U 7" primary shoe joint, checked float. M/U shoe joint, intermediate joints and float collar joint, checked flow through. 
Filled every joint.
dTimEnd: 2013-12-02T21:45:00+01:00
dTimStart: 2013-12-02T20:15:00+01:00
md: 60
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Weatherford casing crew installed hydraulic hoses for stabbing arm and changed out sticking inserts in BX-elevator from Weatherford to Mearsk inserts.
dTimEnd: 2013-12-02T22:00:00+01:00
dTimStart: 2013-12-02T21:45:00+01:00
md: 60
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Pulled up joint no. 6 attempted to M/U same no success. Troubleshooting on Weatherford casing tong. Found damaged/sheared breakband.
dTimEnd: 2013-12-02T23:15:00+01:00
dTimStart: 2013-12-02T22:00:00+01:00
md: 60
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Performed pre-job meeting prior to change out damaged breakband.
dTimEnd: 2013-12-02T23:30:00+01:00
dTimStart: 2013-12-02T23:15:00+01:00
md: 60
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Changed out damaged breakband.
dTimEnd: 2013-12-02T23:45:00+01:00
dTimStart: 2013-12-02T23:30:00+01:00
md: 60
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Back out joint no. 6 and confirmed threads damaged on joint and in collar on float joint pup.
dTimEnd: 2013-12-03T00:00:00+01:00
dTimStart: 2013-12-02T23:45:00+01:00
md: 60
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
Lithology and shows: