Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-30T00:00:00+01:00 to 2013-12-31T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-31T00:00:00+01:00
dTimDiaHoleStart: 2013-12-30T04:45:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: R/U for running completion and L/O 7" tubing.
P/U completion sub-assemblies and RIH.
M/U and test DHPG.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 46
ropCurrent: -999.99
sum24Hr: L/O clean-up assembly.
Retrieved bowl protector and jetted tubing hanger setting area in multibowl.
WOW, wind speed above crane limit.
Prepared for running completion, layed out tubing and R/U running equipment.
tightWell: 0
tvd: 3212.3
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: L/D singles while POOH w/ clean-up BHA on 3 1/2"  DP from 1001 m to 15 m.  Avg. tripping speed 247 m/hr. 26 singles/hr.
dTimEnd: 2013-12-30T04:00:00+01:00
dTimStart: 2013-12-30T00:00:00+01:00
md: 15
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: L/D 7" liner clean-up assembly (cement mill, scraper, magnets).
dTimEnd: 2013-12-30T04:15:00+01:00
dTimStart: 2013-12-30T04:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Changed handling equipment to 5 1/2".
dTimEnd: 2013-12-30T04:45:00+01:00
dTimStart: 2013-12-30T04:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: M/U bowl protector retrieval tool.
dTimEnd: 2013-12-30T05:00:00+01:00
dTimStart: 2013-12-30T04:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH to 20,5 m, engaged bowl protector in multibowl surface WH. POOH and L/O bowl protector.
dTimEnd: 2013-12-30T05:15:00+01:00
dTimStart: 2013-12-30T05:00:00+01:00
md: 21
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U jetting sub, RIH to 25 m. Jetted multibowl and tubing hanger setting area. POOH and L/D jet sub.
dTimEnd: 2013-12-30T05:45:00+01:00
dTimStart: 2013-12-30T05:15:00+01:00
md: 25
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2013-12-30T06:15:00+01:00
dTimStart: 2013-12-30T05:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: WOW to R/U for running completion. Wind speed above crane limit.

Meanwhile performed maintenance on PRS, TDS and blocks.
Serviced drilling and rig floor equipment. Performed fluid end inspection on MP 2. 
BOT tested control line reel on main deck.
Performed cleaning and housekeeping.
dTimEnd: 2013-12-30T16:30:00+01:00
dTimStart: 2013-12-30T06:15:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Bundled 3 1/2" DP and cleared port aft bay.
Commenced laying out 7" tubing.
dTimEnd: 2013-12-30T20:00:00+01:00
dTimStart: 2013-12-30T16:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Prepared for running completion.
Layed out 7" tubing and lifted tubing running equipment to drillfloor. R/U to run 7" completion, lifted SLB reel and equipment to rig floor.
dTimEnd: 2013-12-31T00:00:00+01:00
dTimStart: 2013-12-30T20:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: