Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-07-08T00:00:00+02:00 to 2016-07-09T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: 1.9
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-09T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Reporting on 15/9-F-15D
hpht: 0
md: -999.99
mdCsgLast: 2507.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 24
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - Pulled diverter
- N/D BOP
- Pulled HP surface riser
- Installed hatch over F-1 slot
- Continued reporting on 15/9-F-15D
tightWell: 0
tvdCsgLast: 2445.8
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Pulled and secured diverter to setback. Cleaned bell nipple and removed bolts, prepared for lifting. Pulled bell nipple to rig floor, landed, installed outer ring and master bushing
dTimEnd: 2016-07-08T01:45:00+02:00
dTimStart: 2016-07-08T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: TBT for rigging down tensioners, breaking NT2 and skidding BOP to stump. Transfered weight from tensioners to BOP carrier, removed and secured tensioners. Drop checked BOP prior to starting on NT2 connector.
dTimEnd: 2016-07-08T04:15:00+02:00
dTimStart: 2016-07-08T01:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Released NT2 connection
dTimEnd: 2016-07-08T05:00:00+02:00
dTimStart: 2016-07-08T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Skidded BOP from well to stump
dTimEnd: 2016-07-08T05:30:00+02:00
dTimStart: 2016-07-08T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U BOP NT2 connection onto stump w/ 1600ft/lbs
dTimEnd: 2016-07-08T07:15:00+02:00
dTimStart: 2016-07-08T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Prepared to pull riser, carried out TBT for pulling HP riser. Removed master bushing and outer ring. Installed handrails around rotary table. Lowered down TDS/Chains and attached slings to chain for pulling HP riser. Loosened last 4 bolts on riser and removed half-moon covers. Pulled Riser to rig floor and layed out same on HTS, 5.5t. Cleared rig floor.
dTimEnd: 2016-07-08T09:45:00+02:00
dTimStart: 2016-07-08T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed half-moon hatches from F-1 and moved them to moon pull. Installed hatch over F-1 slot. CONTINUED REPORTING ON F-15D
It is planned to verify status of surface cement plug during riser removing work, upon completion of main PnA activities on other wells
dTimEnd: 2016-07-08T11:45:00+02:00
dTimStart: 2016-07-08T09:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: