Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2007-11-07T00:00:00+01:00 to 2007-11-08T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: .7
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-11-08T00:00:00+01:00
dTimDiaHoleStart: 2007-11-06T22:45:00+01:00
diaHole: 36
distDrill: 55
elevKelly: 0
fixedRig: false
forecast24Hr: Continue MU and RIH 30" conductor and installing UWG top-up system on upper 35 m. RU C-plate and MU cement stinger and CART. RIH with 30" conductor on dedicated landing string and position conductor.
hpht: 0
md: 204
mdCsgLast: 196.8
mdDiaHoleStart: 145.7
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 3
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Drilled 36" hole from 193 m  to 204 m MD. Circulated well clean and displaced to 1.40 sg bentonite mud. POOH and LD 36" HO BHA. WOW due to no crane operation. MU and RIH with 30" conductor until x-over joint. Started to install UWG top-up system on upper 35 m. 
tightWell: 0
tvd: 204
tvdCsgLast: 196.8
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-11-07T21:00:00+01:00
density: 1.05
locationSample: Reserve pit
md: -999.99
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 111
yp: -999.99
dTim: 2007-11-07T21:01:00+01:00
density: 1.4
locationSample: Reserve pit
md: 204
mudClass: oil based
presBopRating: 0
pv: 30
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10.5
Pore pressure:
dTim: 2007-11-08T00:00:00+01:00
equivalentMudWeight: 1.03
md: 204
readingKind: estimated
Survey stations:
Activities:
comments: Drilled 36" hole from 150 m  to 158 m MD. Drilling parameters : Flow 550-3100 lpm /  SPP 4-40 bar / 5-20 RPM / Torque 2-4 kNm / WOB 1-2 MT / ROP 5 m/hr. Pumped 20 m3 hi-vis pill prior to connection. Downlinked and performed survey at 145 m.

Survey at 145 m 0.3 inc

dTimEnd: 2007-11-07T02:15:00+01:00
dTimStart: 2007-11-07T00:00:00+01:00
md: 158
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled 36" hole from 158 m  to 193 m MD. Drilling parameters : Flow 4550 lpm /  SPP 80-82 bar / 90 RPM  / Torque 4-10 kNm / WOB 1-6 MT / ROP 15-20 m/hr. Pumped 20 m3 hi-vis pills prior to connection. Downlinked and performed survey at 154, 164 and 174 m. Up weight 103 MT / Down weight 96 MT.

Survey at 154 m 0.21 inc
            at 164 m 0,26 inc 
            at 174 m 0,37 inc

dTimEnd: 2007-11-07T06:00:00+01:00
dTimStart: 2007-11-07T02:15:00+01:00
md: 193
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Drilled 36" hole from 193 m to 204 m 17 1/2" bit depth / 201 m 36" HO depth. Drilling parameters : Flow 4550 lpm /  SPP 80-82 bar / 90 RPM  / Torque 4-10 kNm / WOB 1-6 MT / ROP 15-20 m/hr. Pumped 20 m3 hi-vis pills prior to connection. Downlinked and performed survey at 184 m. 

Survey at 184 m 0.43 inc

dTimEnd: 2007-11-07T07:00:00+01:00
dTimStart: 2007-11-07T06:00:00+01:00
md: 204
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Pumped 25 m3 hi-vis sweep and circulated btms up with SW. Displaced hole to 1.40 sg bentonite mud, Flow 5000 lpm /  SPP 140 bar / 30 RPM  / Torque 2 kNm.
dTimEnd: 2007-11-07T07:30:00+01:00
dTimStart: 2007-11-07T07:00:00+01:00
md: 204
phase: fixed
proprietaryCode: drilling -- circulating conditioning
state: ok
stateDetailActivity: success
comments: POOH with 36" HO BHA from 204 m to 150 m. Topped up hole with 1.40 sg bentonite mud. Continued POOH with 36" HO BHA from 150 m to 9 m.
dTimEnd: 2007-11-07T11:00:00+01:00
dTimStart: 2007-11-07T07:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Removed master bushing and outer ring. POOH with 36" HO assembly and re-instated outer ring and bushing. LD 36" HO assembly.
dTimEnd: 2007-11-07T13:00:00+01:00
dTimStart: 2007-11-07T11:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: WOW due to no crane operation. Wind 40 knop, with gusts up to 50 knop.

Meanwhile serviced TDS, greased manifolds on BOP, K/C, stand pipe manifolds and performed fluid ends inspection on MP2.
dTimEnd: 2007-11-07T20:45:00+01:00
dTimStart: 2007-11-07T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Changed elevator and bails. Installed 30" bushing. Prepared HTS.
dTimEnd: 2007-11-08T00:00:00+01:00
dTimStart: 2007-11-07T20:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: