Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2007-10-16T00:00:00+02:00 to 2007-10-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-10-17T00:00:00+02:00
dTimDiaHoleStart: 2007-10-13T05:00:00+02:00
diaHole: 17.5
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 13 3/8" casing to TD. Run 18 3/4" wellhead and land in 30" conductor housing. Cement 13 3/8" casing. Release running tool. Prepare for running 22" high pressure drilling riser.
hpht: 0
md: 1360
mdCsgLast: 1351.9
mdDiaHoleStart: 260
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 10
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Rigged up for running 13 3/8" casing. Ran 13 3/8" casing from surface to 800 m MD.
tightWell: 0
tvd: 1334
tvdCsgLast: 1326.5
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2007-10-16T04:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 1188
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 103
yp: -999.99
dTim: 2007-10-16T16:00:00+02:00
density: 1.4
locationSample: Reserve pit
md: 1360
mudClass: water based
presBopRating: 0
pv: -999.99
type: Spud Mud
visFunnel: 67
yp: -999.99
Pore pressure:
dTim: 2007-10-17T00:00:00+02:00
equivalentMudWeight: 1.03
md: 1360
readingKind: estimated
Survey stations:
Activities:
comments: Repaired leakage on TDS gear box system.
dTimEnd: 2007-10-16T01:30:00+02:00
dTimStart: 2007-10-16T00:00:00+02:00
md: 110
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Broke out and laid down 17 1/2" drilling BHA. Cleaned and tidied rigfloor.
dTimEnd: 2007-10-16T03:30:00+02:00
dTimStart: 2007-10-16T01:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: PIcked up cement head and made up to 6,69 m 5 1/2" DP pup. Laid down cement head w/pup on deck.
dTimEnd: 2007-10-16T04:30:00+02:00
dTimStart: 2007-10-16T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigging for running 13 3/8" casing. Cleared and tidied drillfloor. Removed masterbushing. Rigged up slings for removing diverter.
dTimEnd: 2007-10-16T06:00:00+02:00
dTimStart: 2007-10-16T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Removed diverter. Installed hole cover. Rigged down slings.
dTimEnd: 2007-10-16T07:00:00+02:00
dTimStart: 2007-10-16T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tolbox talk prior to rigging casing running equipment.
dTimEnd: 2007-10-16T07:15:00+02:00
dTimStart: 2007-10-16T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Greased and checked TDS visually.
dTimEnd: 2007-10-16T07:45:00+02:00
dTimStart: 2007-10-16T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Rigged up for running 13 3/8" casing. Dressed PS-30 slips for 13 3/8". Moved casing tong to drillfloor and set on rails, hooked up hydraulics and panel. Rigged up circulation packer, 500T slip type elevator and slings with single joint elevator. Installed PS-30 slips in rotary.
dTimEnd: 2007-10-16T12:45:00+02:00
dTimStart: 2007-10-16T07:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to running 13 3/8" casing.
dTimEnd: 2007-10-16T13:15:00+02:00
dTimStart: 2007-10-16T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up, made up and ran 13 3/8" shoe joint, float collar joint and 6 m pup joint. Threadlocked couplings. Filled casing with SW and tested float for flowthrough - ok.
dTimEnd: 2007-10-16T14:45:00+02:00
dTimStart: 2007-10-16T13:15:00+02:00
md: 32
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 1 joint of 13 3/8" casing. Adjusted torque setting on tong. Tong jammed to coupling and could not be released.
dTimEnd: 2007-10-16T15:30:00+02:00
dTimStart: 2007-10-16T14:45:00+02:00
md: 43
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Casing tong stuck on casing coupling. Removed die carrier to release the grip.
dTimEnd: 2007-10-16T17:00:00+02:00
dTimStart: 2007-10-16T15:30:00+02:00
md: 43
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Ran 1 joint of 13 3/8" casing. Still problems with torque setting on casing tong.
dTimEnd: 2007-10-16T17:30:00+02:00
dTimStart: 2007-10-16T17:00:00+02:00
md: 55
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Repaired casing tong. Changed sensor and cable. Adjusted dump valve setting.
dTimEnd: 2007-10-16T18:00:00+02:00
dTimStart: 2007-10-16T17:30:00+02:00
md: 55
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Ran 13 3/8" casing from 55 m to 200 m MD. Filled casing with seawater. Got problems functioning PS-30 slips.
dTimEnd: 2007-10-16T21:00:00+02:00
dTimStart: 2007-10-16T18:00:00+02:00
md: 115
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Not able to open PS-30 slips. Thightened fitting on hydraulic hose.
dTimEnd: 2007-10-16T21:30:00+02:00
dTimStart: 2007-10-16T21:00:00+02:00
md: 115
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Ran 13 3/8" casing from 200 m to 380 m MD. Filled casing with 1,40 sg WBM every 5th joint. Average running speed 6 joints/hr.
dTimEnd: 2007-10-17T00:00:00+02:00
dTimStart: 2007-10-16T21:30:00+02:00
md: 380
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: