Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-04T00:00:00+02:00 to 2013-06-05T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-06-05T00:00:00+02:00
dTimDiaHoleStart: 2013-05-28T14:30:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Test BOPs and casing. P/U and M/U clean out BHA. RIH and drill out shoetrack.
hpht: 0
md: 3197
mdCsgLast: 2570.7
mdDiaHoleStart: 2614
mdPlanned: -999.99
mdStrengthForm: 2574
presTestType: formation integrity test
reportNo: 8
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Slipped and cut drill line. Set and tested seal assembly. Bullheaded 1.10 sg brine down B annulus. RIH wearbushing and pressure tested BOPs .
tightWell: 0
tvd: 2782
tvdCsgLast: 2442
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-06-04T23:05:00+02:00
density: 1.28
locationSample: Active pit
md: 3197
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
dTim: 2013-06-04T11:00:00+02:00
density: 1.28
locationSample: Active pit
md: 3197
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10.5
Pore pressure:
Survey stations:
Activities:
comments: Performed general rig floor maintenance and serviced drilling equipment.
dTimEnd: 2013-06-04T03:00:00+02:00
dTimStart: 2013-06-04T00:00:00+02:00
md: 3192
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Rigged up, slipped and cut 44 m drill line. Cleaned and cleared rig floor.
dTimEnd: 2013-06-04T05:45:00+02:00
dTimStart: 2013-06-04T03:00:00+02:00
md: 3192
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Held TBT. Line up cement unit, flushed and pressure tested lines to 20/250 bar for 5/10 min.
dTimEnd: 2013-06-04T06:15:00+02:00
dTimStart: 2013-06-04T05:45:00+02:00
md: 3192
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed test string configuration to allow csg test to be done in one operation with cement unit and switch to mud pumps for injection test.
R/D surface lines and circulation swedge.
dTimEnd: 2013-06-04T07:30:00+02:00
dTimStart: 2013-06-04T06:15:00+02:00
md: 3192
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held TBT. M/U full open safety valve [FOSV], side entry sub and 5 1/2" HWDP double. Screwed in top drive and R/U surface lines. Picked up 3 MT overpull.
dTimEnd: 2013-06-04T08:45:00+02:00
dTimStart: 2013-06-04T07:30:00+02:00
md: 3192
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Flushed and pressure tested lines to 20/250 bar for 5/10 min. Tested 9 5/8" X 10 3/4" casing to 20/250 bar for 5/10 min, 1803 L pumped and returned.
dTimEnd: 2013-06-04T10:00:00+02:00
dTimStart: 2013-06-04T08:45:00+02:00
md: 3192
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held string in tension and released casing running tool with 4 3/4 left hand turns.
dTimEnd: 2013-06-04T10:30:00+02:00
dTimStart: 2013-06-04T10:00:00+02:00
md: 3192
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Spaced out and closed upper pipe ram. Lined up cement unit and performed injection test to 113 bar, 8.9/4 m3 Pumped/returned.
dTimEnd: 2013-06-04T12:00:00+02:00
dTimStart: 2013-06-04T10:30:00+02:00
md: 136
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Bleed back pressure and open rams. Lowered string to work hiegth, and R/D surface hose, close Lotorq. valve and open FOSV.
dTimEnd: 2013-06-04T12:30:00+02:00
dTimStart: 2013-06-04T12:00:00+02:00
md: 136
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Spaced out and closed upper pipe rams. Bullheaded 77 m3 1.10 sg brine with 1000 lpm, 112 bar.
dTimEnd: 2013-06-04T14:00:00+02:00
dTimStart: 2013-06-04T12:30:00+02:00
md: 136
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Shot off pumps and allowed pressure to stabilize for 10 min at 98 bar. Bleed off pressure in increemnts.
Bleed down from 98 bar to 79 bar, return 1.9  m3 pressure estab. at 86 bar. 
Bleed down to 50 bar return 1.6 m3, pressure estab. at 74 bar. 
Bleed down to 30 bar, return 2 m3, pressure estab. 60 bar. 
Bleed down to 24 bar, return 1.3 m3, pressure estab. 13 bar. 
Bleed down to  0 bar, return 1.2 m3 
- total 8 m3 retuns.
dTimEnd: 2013-06-04T14:45:00+02:00
dTimStart: 2013-06-04T14:00:00+02:00
md: 136
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH and M/U casing running tool with 4 right hand turns.
dTimEnd: 2013-06-04T15:15:00+02:00
dTimStart: 2013-06-04T14:45:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Sat and pressure leak tested seal assembly to 35/207 bar for 5/10 min, 482/450 Litres Pumped/returned.
dTimEnd: 2013-06-04T16:15:00+02:00
dTimStart: 2013-06-04T15:15:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked-up 45 MT overpull and pressure tested seal assembly to 20/345 bar for 5/10 min, 456/450 Litres Pumped/returned.
dTimEnd: 2013-06-04T17:00:00+02:00
dTimStart: 2013-06-04T16:15:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Released casing running tool with 4 1/2 right hand turns. POOH to surface and L/D casing running tool
dTimEnd: 2013-06-04T19:00:00+02:00
dTimStart: 2013-06-04T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor.
dTimEnd: 2013-06-04T19:30:00+02:00
dTimStart: 2013-06-04T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: P/U wearbushing combination tool and jet sub. RIH and landed wear bushing with 5MT down weight. Picked up 5 MT overpull and verified wearbushing latch in. Slacked off 5 MT down weight on tool prior to BOP test.
dTimEnd: 2013-06-04T21:00:00+02:00
dTimStart: 2013-06-04T19:30:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Displaced BOP and pressure test BOPs to 20/345 bar for 5/10 min
dTimEnd: 2013-06-05T00:00:00+02:00
dTimStart: 2013-06-04T21:00:00+02:00
md: 138
phase: fixed
proprietaryCode: drilling -- bop activities
state: ok
stateDetailActivity: success
Lithology and shows: