Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2008-04-16T00:00:00+02:00 to 2008-04-17T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
daysBehind: 22.6
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-04-17T00:00:00+02:00
dTimDiaHoleStart: 2008-04-16T17:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Wait on WL equipment and personnel to arrive on rig. RU WL equipment. Pull NPR plug.
hpht: 0
md: 3510
mdCsgLast: 3508
mdDiaHoleStart: 3510
mdPlanned: -999.99
mdStrengthForm: 2760
presTestType: formation integrity test
reportNo: 101
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Commisioned XMT. Waited on WL equipment and personnel to arrive on rig. 
tightWell: 0
tvd: 3138.8
tvdCsgLast: 3136.9
tvdStrengthForm: 2599
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2008-04-16T10:00:00+02:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-04-17T00:00:00+02:00
equivalentMudWeight: 1.08
md: 3510
readingKind: measured
Survey stations:
Activities:
comments: Performed pre-commisioning checks of valves on XMT. Function tested MMV and SV and XMT with process operator present. Feed back on valve position to control room read OK.

Meanwhile continued building suspended scaffolding for fwd PRS in paralell with securing bolts on aft PRS.
dTimEnd: 2008-04-16T06:00:00+02:00
dTimStart: 2008-04-16T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-commisioning checks of valves on XMT. Function tested MMV and SV and XMT with process operator present. Feed back on valve position to control room read OK.

Meanwhile continued building suspended scaffolding for fwd PRS in parallell with securing bolts on aft PRS.
dTimEnd: 2008-04-16T07:00:00+02:00
dTimStart: 2008-04-16T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Commisioned XMT.

Meanwhile performed derrick inspection with climbers and worked on BOP.
dTimEnd: 2008-04-16T17:00:00+02:00
dTimStart: 2008-04-16T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Waiting on WL equipment and personnel to arrive on rig. Completed commisioning of XMT 38 hrs ahead of plan.

Meanwhile erected scaffolding platform for fwd PRS and performed 3-montly maintenance on BOP.

dTimEnd: 2008-04-17T00:00:00+02:00
dTimStart: 2008-04-16T17:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
Lithology and shows: