Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-27T00:00:00+01:00 to 2013-12-28T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-28T00:00:00+01:00
dTimDiaHoleStart: 2013-12-15T23:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: WOW until wind below crane limit.
RIH with clean-out assembly to 4607 m.
Scrape packer setting area.
Circ. and condition mud.
Inflow test 7" liner and top packer.
hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 43
ropCurrent: -999.99
sum24Hr: N/U BOP and diverter. Pressure tested BOP to 345 bar.
Retrieved 9 5/8" Safelock plug.
M/U and RIH with clean-out assy #1 to 1430 m.
WOW to P/U assy #2, wind speed above crane limit.  
tightWell: 0
tvd: 3212.3
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-27T12:00:00+01:00
density: 1.32
md: 4685
mudClass: oil based
presBopRating: 345
pv: 38
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12
Pore pressure:
Survey stations:
Activities:
comments: Built access scaffold around BOP riser joint in moonpool.
dTimEnd: 2013-12-27T02:00:00+01:00
dTimStart: 2013-12-27T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lifted BOP from stump. Skidded BOP to well centre.
dTimEnd: 2013-12-27T03:00:00+01:00
dTimStart: 2013-12-27T02:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held TBT and skidded cantilever to allign BOP with well center.
dTimEnd: 2013-12-27T03:45:00+01:00
dTimStart: 2013-12-27T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: moving -- skid
state: ok
stateDetailActivity: success
comments: Landed BOP on riser.
dTimEnd: 2013-12-27T04:00:00+01:00
dTimStart: 2013-12-27T03:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lowered and landed slick joint on BOP. M/U same.

Informed production department at 04:20 hrs. to re-start production as per SIMOPS procedure.
dTimEnd: 2013-12-27T04:30:00+01:00
dTimStart: 2013-12-27T04:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U NT2 connector
dTimEnd: 2013-12-27T05:15:00+01:00
dTimStart: 2013-12-27T04:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: M/U slick joint and installed BOP tensioners.
Meanwhile picked up diverter.
dTimEnd: 2013-12-27T07:00:00+01:00
dTimStart: 2013-12-27T05:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed TBT with day shift.
dTimEnd: 2013-12-27T07:15:00+01:00
dTimStart: 2013-12-27T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed remaining tensioners.
dTimEnd: 2013-12-27T08:30:00+01:00
dTimStart: 2013-12-27T07:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Alligned BOP and installed diverter.
dTimEnd: 2013-12-27T10:00:00+01:00
dTimStart: 2013-12-27T08:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Filled riser and BOP with SW.
dTimEnd: 2013-12-27T10:30:00+01:00
dTimStart: 2013-12-27T10:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested riser and BOP connector against Safelock plug to 20/345 bar 5/10 min.
dTimEnd: 2013-12-27T11:15:00+01:00
dTimStart: 2013-12-27T10:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: R/D and layed out diverter chains and bridle. Cleared rig floor.
dTimEnd: 2013-12-27T11:45:00+01:00
dTimStart: 2013-12-27T11:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: P/U and M/U Archer Safelock plug retrieval tool.
dTimEnd: 2013-12-27T12:00:00+01:00
dTimStart: 2013-12-27T11:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Installed PS21 slips.
dTimEnd: 2013-12-27T12:15:00+01:00
dTimStart: 2013-12-27T12:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: RIH w/ Safelock RT on 5 1/2"  DP from surface to 610 m. Avg. tripping speed 349 m/hr.
dTimEnd: 2013-12-27T14:00:00+01:00
dTimStart: 2013-12-27T12:15:00+01:00
md: 610
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Washed in from 610 m to 628 m w/ 200 l/min, 9 bar. At 628 m circulated out HiVis pill with 2400 l/min and 48 bar.
dTimEnd: 2013-12-27T14:30:00+01:00
dTimStart: 2013-12-27T14:00:00+01:00
md: 628
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Engaged plug as per Archer instructions. Used several attempts with 10 -20 t set down weight.
Confirmed latch with 10 t overpull.
dTimEnd: 2013-12-27T15:30:00+01:00
dTimStart: 2013-12-27T14:30:00+01:00
md: 631
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Opened ball valve and observed pressure drop. Released plug and allowed element to retract. RIH to 635 m to confirm plug free.
dTimEnd: 2013-12-27T15:45:00+01:00
dTimStart: 2013-12-27T15:30:00+01:00
md: 631
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Flowchecked, well stable.
dTimEnd: 2013-12-27T16:00:00+01:00
dTimStart: 2013-12-27T15:45:00+01:00
md: 630
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: POOH w/ Safelock plug on 5 1/2" DP from 630 m to 40 m. Reduced speed while tripping due to winds close to PRS operating limit.
dTimEnd: 2013-12-27T17:45:00+01:00
dTimStart: 2013-12-27T16:00:00+01:00
md: 40
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Removed PS21 slips and installed master bushing.
dTimEnd: 2013-12-27T18:00:00+01:00
dTimStart: 2013-12-27T17:45:00+01:00
md: 40
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: POOH and L/D the 9 5/8" Safelock plug and RT. Inspected same, no damage.
dTimEnd: 2013-12-27T18:15:00+01:00
dTimStart: 2013-12-27T18:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rigfloor.
dTimEnd: 2013-12-27T18:30:00+01:00
dTimStart: 2013-12-27T18:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
comments: R/U 3 1/2" handling equipment for clean-out BHA.
dTimEnd: 2013-12-27T19:15:00+01:00
dTimStart: 2013-12-27T18:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Performed TBT.
dTimEnd: 2013-12-27T19:30:00+01:00
dTimStart: 2013-12-27T19:15:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: M/U 6" cement mill to clean-up assembly #1 (scraper and magnets for 7" liner).
dTimEnd: 2013-12-27T19:45:00+01:00
dTimStart: 2013-12-27T19:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH w/ clean-out assy #1 on 3 1/2" DP from surface to 215 m. Reduced running speed due to high wind.
dTimEnd: 2013-12-27T20:30:00+01:00
dTimStart: 2013-12-27T19:45:00+01:00
md: 215
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed PS21 slips.
dTimEnd: 2013-12-27T20:45:00+01:00
dTimStart: 2013-12-27T20:30:00+01:00
md: 215
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: RIH on 3 1/2" DP from 215 m to 1430 m. Avg. tripping speed 486 m/hr. Reduced running speed due to high wind.
dTimEnd: 2013-12-27T23:15:00+01:00
dTimStart: 2013-12-27T20:45:00+01:00
md: 1430
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Installed rotator on bails.
dTimEnd: 2013-12-27T23:30:00+01:00
dTimStart: 2013-12-27T23:15:00+01:00
md: 1430
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Waited on weather to P/U clean-out assembly #2 (tieback mill, well commissioner, magnets). Wind speed above crane limit.

Meanwhile cleaned in drilling areas, performed high wind checks and housekeeping.
dTimEnd: 2013-12-28T00:00:00+01:00
dTimStart: 2013-12-27T23:30:00+01:00
md: 1430
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
Lithology and shows: