Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-01-23T00:00:00+01:00 to 2009-01-24T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-01-24T00:00:00+01:00
dTimDiaHoleStart: 2009-01-18T22:00:00+01:00
diaHole: 12.25
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 2920
mdCsgLast: 2561.8
mdDiaHoleStart: 2575
mdPlanned: -999.99
mdStrengthForm: 2562
presTestType: formation integrity test
reportNo: 6
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: None
tightWell: 0
tvd: 2748
tvdCsgLast: 2416.2
tvdStrengthForm: 2418
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: POOH with 12 1/4" drilling BHA on 5 1/2" DP from 1132 m to 109 m MD. Tripping speed 455 m/hrs. Meanwhile mounted riser cradles and lifted riser tension jonit / pup joint to cradle.

dTimEnd: 2009-01-23T02:15:00+01:00
dTimStart: 2009-01-23T00:00:00+01:00
md: 109
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flowchecked prior to pulling BHA - well static. Checked dies on PRS. Held toolbox talk for manual handling. Removed PS-21 auto slips. Installed masterbushing and bowls.
dTimEnd: 2009-01-23T03:00:00+01:00
dTimStart: 2009-01-23T02:15:00+01:00
md: 109
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 12 1/4" BHA from 109 m MD to surfcae. Broke stand of 5 1/2" HWDP for acccess to gyro. Retrieved gyro. Made up HWDP stand and racked back same. Broke and racked back jar/DC stand in derrick. Broke and laid out 2 ea NMDC. Broke and laid out ARC, MWD and Powerdrive Xceeed.
dTimEnd: 2009-01-23T05:30:00+01:00
dTimStart: 2009-01-23T03:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleared and tided drilfloor. Lifted BHAs to baskets on maindeck.
dTimEnd: 2009-01-23T06:00:00+01:00
dTimStart: 2009-01-23T05:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
Lithology and shows: