Daily Drilling Report
Well: NO 15/9-F-15 A
Report period: 2008-12-17T00:00:00+01:00 to 2008-12-18T00:00:00+01:00
Wellbore info:
dTimSpud: 2008-12-11T15:00:00+01:00
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-12-18T00:00:00+01:00
dTimDiaHoleStart: 2008-12-11T15:00:00+01:00
diaHole: 17.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rig up Tesco casing running equipment. Run 13 3/8" casing from 1358 m to 2445 m MD. Make up 13 3/8" casing hanger. Rig down casing running equipment. Run in on 5 1/2" HWDP landing string and wash down casing to 2586 m MD. Make up cement head. Circulate prior to cement operation.
hpht: 0
md: 2591
mdCsgLast: 2561.8
mdDiaHoleStart: 1381
mdPlanned: -999.99
mdStrengthForm: 1381
presTestType: formation integrity test
reportNo: 7
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: Ran 13 3/8" casing from 40 m to 1358 m MD. Rigged up Tesco casing running equipment.
tightWell: 0
tvd: 2442
tvdCsgLast: 2416.2
tvdStrengthForm: 1349
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
dTim: 2008-12-17T22:00:00+01:00
density: -999.99
locationSample: Active pit
md: 2591
mudClass: oil based
presBopRating: 0
pv: 29
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10
dTim: 2008-12-17T10:00:00+01:00
density: -999.99
locationSample: Active pit
md: 2591
mudClass: oil based
presBopRating: 0
pv: 29
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 10
Pore pressure:
Survey stations:
Activities:
comments: Hooked up and fuctioned casing tong. Removed masterbushing. Installed FMS in rotary -adapeter ring on FMS did not fit in rotary. Removed adapter ring and installed FMS in rotary. Changed fittings on hydraulic hoses and hooked up FMS to rig hydraulics. Attemped to function FMS - negative.
dTimEnd: 2008-12-17T02:00:00+01:00
dTimStart: 2008-12-17T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Not able to function FMS. Troubleshot situation. Changed fittings on hoses - still not functioning correctly. Traced external panel for FMS and hooked up same. Traced 13 3/8" inserts for PS-30. Hooked up FMS to external panel, functioned FMS - ok. Installed by-pass baffle in shoe joint laying on HTS.
dTimEnd: 2008-12-17T03:45:00+01:00
dTimStart: 2008-12-17T02:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Held toolbox talk for running casing.
dTimEnd: 2008-12-17T04:00:00+01:00
dTimStart: 2008-12-17T03:45:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up shoe joint. Attempted to run shoe joint, could not pass guides on FMS. Removed guides on FMS. Not able to run bow spring centralizer through FMS.  Removed FMS and installed masterbushing and bowl.
dTimEnd: 2008-12-17T05:00:00+01:00
dTimStart: 2008-12-17T04:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with shoe joint, checked float for pos/neg flowthrough - ok, hung off on manual slips. Picked up and made up intermediate joint. Picked up and made up float collar joint. Threadlocked connections. Used dog collar to secure in slips. Filled joints with 1,43 sg OBM.
dTimEnd: 2008-12-17T06:00:00+01:00
dTimStart: 2008-12-17T05:00:00+01:00
md: 39
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 13 3/8" - P110 - 72# casing from 40 m to 140 m MD. Used manual slips. Filled every joint with 1,43 sg OBM.
dTimEnd: 2008-12-17T08:30:00+01:00
dTimStart: 2008-12-17T06:00:00+01:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk for removing bushings.
dTimEnd: 2008-12-17T08:45:00+01:00
dTimStart: 2008-12-17T08:30:00+01:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Removed masterbushing and installed PS-30 slips. Had problems with hydraulics on PS-30.
dTimEnd: 2008-12-17T09:00:00+01:00
dTimStart: 2008-12-17T08:45:00+01:00
md: 140
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Troubleshot hydraulics on PS-30.
dTimEnd: 2008-12-17T09:45:00+01:00
dTimStart: 2008-12-17T09:00:00+01:00
md: 140
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Ran 13 3/8" - P110 - 72# casing from 140 m to 184 m MD. Filled every 5th joint with 1,43 sg OBM.
dTimEnd: 2008-12-17T10:30:00+01:00
dTimStart: 2008-12-17T09:45:00+01:00
md: 184
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk / handover meeting with new crew.
dTimEnd: 2008-12-17T11:00:00+01:00
dTimStart: 2008-12-17T10:30:00+01:00
md: 184
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 13 3/8" - P110 - 72# casing from 184 m to 783 m MD. Filled every 5th joint with 1,43 sg OBM. Running speed 7-8 jnts/hr.
dTimEnd: 2008-12-17T17:45:00+01:00
dTimStart: 2008-12-17T11:00:00+01:00
md: 783
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Filled string and lined up to triptank - well static. Moved rollers on HTS to pick from aft bays.
dTimEnd: 2008-12-17T18:30:00+01:00
dTimStart: 2008-12-17T17:45:00+01:00
md: 783
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 13 3/8" - P110 - 72# casing from 783 m to 808 m MD.
dTimEnd: 2008-12-17T19:00:00+01:00
dTimStart: 2008-12-17T18:30:00+01:00
md: 808
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held toolbox talk / handover meeting with new crew.
dTimEnd: 2008-12-17T19:30:00+01:00
dTimStart: 2008-12-17T19:00:00+01:00
md: 808
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Ran 13 3/8" - P110 - 72# casing from 808 m to 914 m MD. Had problems with HTS rollers.
dTimEnd: 2008-12-17T20:45:00+01:00
dTimStart: 2008-12-17T19:30:00+01:00
md: 914
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Troubleshot problems with HTS rollers.
dTimEnd: 2008-12-17T21:15:00+01:00
dTimStart: 2008-12-17T20:45:00+01:00
md: 914
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: Ran 13 3/8" - P110 - 72# casing from 914 m to 1035 m MD. Filled every 5th joint with 1,43 sg OBM. Running speed 7 jnts/hr.
dTimEnd: 2008-12-17T22:45:00+01:00
dTimStart: 2008-12-17T21:15:00+01:00
md: 1035
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Halted operations due to incident on pipedeck. A wooden beam came flying over the HTS and landed accross the gangway on the oposite side of the HTS (i.e. starboard side). Took time out for investigation and debrief / safety brief.
dTimEnd: 2008-12-18T00:00:00+01:00
dTimStart: 2008-12-17T22:45:00+01:00
md: 1035
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: