Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-06-24T00:00:00+02:00 to 2016-06-25T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-06-25T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - Continue RIH with EZSV/Cutter BHA from 1393 mMD to 2390 mMD
- Set EZSV at 2390 mMD and cut casing at 2374 mMD
- POOH with combined EZSV and cutter BHA
- Retrieve 10 3/4" surface tie-back
hpht: 0
md: -999.99
mdCsgLast: 4087.1
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 10
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - POOH with 7" tubing from 811 mMD to surface
- RIH with combined EZSV and cutter BHA from surface to 1393 mMD
tightWell: 0
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued derrick inspection.
dTimEnd: 2016-06-24T00:15:00+02:00
dTimStart: 2016-06-24T00:00:00+02:00
md: 811
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed TBT for continuing pulling 7" tubing
dTimEnd: 2016-06-24T00:30:00+02:00
dTimStart: 2016-06-24T00:15:00+02:00
md: 811
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: POOH with 7" tubing from 811 mMD to 739 mMD. Average pulling speed 9 jnts/hr.
Needed to pull singles due to FWD PRS not operational. Lifted joints from cantilever to bay on main deck on the fly.
dTimEnd: 2016-06-24T01:30:00+02:00
dTimStart: 2016-06-24T00:30:00+02:00
md: 751
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed dies on casing tong.
dTimEnd: 2016-06-24T01:45:00+02:00
dTimStart: 2016-06-24T01:30:00+02:00
md: 751
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: POOH with 7" tubing from 751 mMD to 374 mMD. L/D singles. Average pulling speed 8 jnts/hr.
dTimEnd: 2016-06-24T06:00:00+02:00
dTimStart: 2016-06-24T01:45:00+02:00
md: 374
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with 7" tubing from 374 mMD to 302 mMD. L/D singles. Average pulling speed 6 jnts/hr.
dTimEnd: 2016-06-24T07:00:00+02:00
dTimStart: 2016-06-24T06:00:00+02:00
md: 302
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed handover meeting between crews.
dTimEnd: 2016-06-24T07:15:00+02:00
dTimStart: 2016-06-24T07:00:00+02:00
md: 302
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Checked equipment and changed dies on casing tong.
dTimEnd: 2016-06-24T07:30:00+02:00
dTimStart: 2016-06-24T07:15:00+02:00
md: 302
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: POOH with 7" tubing from 302 mMD to 243 mMD. L/D singles. Average pulling speed 10 jnts/hr.
dTimEnd: 2016-06-24T08:00:00+02:00
dTimStart: 2016-06-24T07:30:00+02:00
md: 243
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Casing tong not gripping. Changed dies on casing tong.
dTimEnd: 2016-06-24T08:30:00+02:00
dTimStart: 2016-06-24T08:00:00+02:00
md: 243
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: POOH with 7" tubing from 243 mMD to 212 mMD. L/D singles. Average pulling speed 4 jnts/hr.
dTimEnd: 2016-06-24T11:30:00+02:00
dTimStart: 2016-06-24T08:30:00+02:00
md: 212
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed AAR with all involved personnel for pulling tubing.
dTimEnd: 2016-06-24T11:45:00+02:00
dTimStart: 2016-06-24T11:30:00+02:00
md: 212
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH with 7" tubing from 212 mMD to surface. L/D singles. Average pulling speed 6 jnts/hr.
Measured cut 4,98m below box.
dTimEnd: 2016-06-24T13:15:00+02:00
dTimStart: 2016-06-24T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Inspected and took pictures of cut.
Protected cut and L/D joint.
dTimEnd: 2016-06-24T13:45:00+02:00
dTimStart: 2016-06-24T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT prior to rigging down handling equipment.
dTimEnd: 2016-06-24T14:00:00+02:00
dTimStart: 2016-06-24T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/D handling equipment.
Removed C/L spool and container with clamps.
dTimEnd: 2016-06-24T15:45:00+02:00
dTimStart: 2016-06-24T14:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor
dTimEnd: 2016-06-24T16:15:00+02:00
dTimStart: 2016-06-24T15:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT prior to P/U and RIH with combined EZSV and cutter BHA
dTimEnd: 2016-06-24T16:30:00+02:00
dTimStart: 2016-06-24T16:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: P/U casing cutter. B/O taper mill and installed 6 5/8" to NC50 and NC50 to 5 1/2" FH XO.
dTimEnd: 2016-06-24T17:00:00+02:00
dTimStart: 2016-06-24T16:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: P/U EZSV RT and M/U to cutter. Installed EZSV plug on RT.
dTimEnd: 2016-06-24T17:30:00+02:00
dTimStart: 2016-06-24T17:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Measured distance from bottom EZSV to casing cutter.
dTimEnd: 2016-06-24T17:45:00+02:00
dTimStart: 2016-06-24T17:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: P/U single and RIH from 13,5 mMD to 21 mMD.
dTimEnd: 2016-06-24T18:00:00+02:00
dTimStart: 2016-06-24T17:45:00+02:00
md: 21
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Installed power rollers behind HTS on cantilever.
dTimEnd: 2016-06-24T19:00:00+02:00
dTimStart: 2016-06-24T18:00:00+02:00
md: 21
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Performed TBT prior to P/U 5 1/2" DP singles and RIH.
Checked all equipment and barriers.
dTimEnd: 2016-06-24T19:30:00+02:00
dTimStart: 2016-06-24T19:00:00+02:00
md: 21
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Troubleshot issues with rotator on elevator.
dTimEnd: 2016-06-24T21:00:00+02:00
dTimStart: 2016-06-24T19:30:00+02:00
md: 21
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: Performed TBT prior to P/U 5 1/2" DP in singles.
dTimEnd: 2016-06-24T21:15:00+02:00
dTimStart: 2016-06-24T21:00:00+02:00
md: 21
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: P/U singles while RIH w/ EZSV/Cutter BHA on 5 1/2"  DP from 21 mMD to 93 mMD.
dTimEnd: 2016-06-24T21:45:00+02:00
dTimStart: 2016-06-24T21:15:00+02:00
md: 93
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Removed master bushings and installed auto slips.
dTimEnd: 2016-06-24T22:00:00+02:00
dTimStart: 2016-06-24T21:45:00+02:00
md: 93
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: P/U singles while RIH w/ EZSV/Cutter BHA on 5 1/2"  DP from 93 mMD to 375 mMD. Average running speed 141 m/hr.
dTimEnd: 2016-06-25T00:00:00+02:00
dTimStart: 2016-06-24T22:00:00+02:00
md: 375
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
Lithology and shows: