Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-11-09T00:00:00+01:00 to 2013-11-10T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 11.4
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-11-10T00:00:00+01:00
dTimDiaHoleStart: 2013-11-09T22:00:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 1351
mdCsgLast: 1368.4
mdDiaHoleStart: 2637
mdPlanned: -999.99
mdPlugTop: 1351
presTestType: formation integrity test
reportNo: 82
ropCurrent: -999.99
sum24Hr: Set kickoff plug.
Pulled wear bushing.
Polished wellhead.
Performed 13 3/8" seal assembly dummy run.
Installed wear bushing.

tightWell: 0
tvdCsgLast: 1340.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-11-09T15:00:00+01:00
density: 1.4
locationSample: Flowline
md: 1348
mudClass: oil based
presBopRating: 345
pv: 40
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 9
Pore pressure:
Survey stations:
Activities:
comments: Circulated with 2500 liter/min, 42-45 bar, 0,45-0,18 % gas. 
At 01:00 established rotation with 40 rpm, 2-4 kNm.
Performed pre-job meeting prior to cement job.
dTimEnd: 2013-11-09T01:30:00+01:00
dTimStart: 2013-11-09T00:00:00+01:00
md: 1418
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Racked back stand and made up pump in sub with DPSV above and below.
Meanwhile monitored well on triptank, well static.
dTimEnd: 2013-11-09T02:00:00+01:00
dTimStart: 2013-11-09T01:30:00+01:00
md: 1417
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Hooked up surface lines and pressure tested same to 200 bar for 10 minutes.
dTimEnd: 2013-11-09T02:15:00+01:00
dTimStart: 2013-11-09T02:00:00+01:00
md: 1417
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped 26,9 m3 of 1,60 sg spacer at  2215 liter/min, 10-35 bar. 
Mixed and pumped 22,6 m3 of 2,0 sg cement slurry at 640 liter/min.
Displaced cement to the rig floor with 890 liter drill water. 
Zeroed stroke counters. 
Pumped 1,9 m3 of 1,60 spacer.
Displaced cement with 12,4 m3 OBM at  2200 liter/min,  5-10 bar, 50 rpm, 3-5 kNm.

dTimEnd: 2013-11-09T03:30:00+01:00
dTimStart: 2013-11-09T02:15:00+01:00
md: 1417
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Broke out pump in sub with DPSV above and below.
POOH to 1348 meter.
Dropped two sponge balls.
Circulated clean with 3330 liter/min, 61 bar, 50 rpm, 3-6 kNm.
Dumped 63 m3 contaminated mud.

dTimEnd: 2013-11-09T06:15:00+01:00
dTimStart: 2013-11-09T03:30:00+01:00
md: 1348
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Flow checked well, ok.
dTimEnd: 2013-11-09T06:30:00+01:00
dTimStart: 2013-11-09T06:15:00+01:00
md: 1348
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH wet with 5 1/2" DP stinger from 1348 m to 1295 m.
dTimEnd: 2013-11-09T06:45:00+01:00
dTimStart: 2013-11-09T06:30:00+01:00
md: 1295
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped 4 m3 - 1,70 sg slug.
dTimEnd: 2013-11-09T07:00:00+01:00
dTimStart: 2013-11-09T06:45:00+01:00
md: 1295
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH with 5 1/2" DP stinger from 1295 m to surface.
Average tripping speed 863 meter/hour.
Filled trip tank from 08:05 to 08:10 hrs.
dTimEnd: 2013-11-09T08:30:00+01:00
dTimStart: 2013-11-09T07:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Removed PS-21 slips and installed master bushings.
dTimEnd: 2013-11-09T09:00:00+01:00
dTimStart: 2013-11-09T08:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Broke out and laid down cement assembly with pump in sub and DPSV's.
dTimEnd: 2013-11-09T09:30:00+01:00
dTimStart: 2013-11-09T09:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Picked up and RIH with wearbushing RT and jetsub assembly.
Jet washed WH with 3050 liter/min, 55 bar.
Engaged wearbushing and pulled free with 20 ton overpull.
Confirmed measurement to WH.
POOH with wearbushing and jetsub assembly, laid down same.
dTimEnd: 2013-11-09T13:00:00+01:00
dTimStart: 2013-11-09T09:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Performed pre-job meeting prior to mill run.
dTimEnd: 2013-11-09T13:15:00+01:00
dTimStart: 2013-11-09T13:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Picked up and made up mill assembly.
RIH with mill assembly on 5 1/2" HWDP from surface to 139 meter.
Made up TDS and established circulation at 1000 liter/min, 7 bar.
dTimEnd: 2013-11-09T15:00:00+01:00
dTimStart: 2013-11-09T13:15:00+01:00
md: 139
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Polished WH area from datum at 138,9 m to 139,3 m with 400 - 1000 liter/min, 6-9 bar, 30 rpm, 1-2 kNm.
dTimEnd: 2013-11-09T17:00:00+01:00
dTimStart: 2013-11-09T15:00:00+01:00
md: 139
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: POOH with mill assembly on 5 1/2" HWDP from 139 m to surface and laid out same.
dTimEnd: 2013-11-09T18:00:00+01:00
dTimStart: 2013-11-09T17:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Picked up seal assembly and RIH from surface to 140,3 meter.
POOH with seal assembly and inspected same, observed vertical marks on the seal OD.
dTimEnd: 2013-11-09T19:30:00+01:00
dTimStart: 2013-11-09T18:00:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with wear bushing.
Jet washed WH with 2900 liter/min, 57 bar.
Installed wearbushing.
POOH with wearbushing and jetsub assembly RT, laid down same.
Cleaned and cleared rigfloor.
dTimEnd: 2013-11-09T22:00:00+01:00
dTimStart: 2013-11-09T19:30:00+01:00
md: 0
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Performed pre-job meeting prior to making up BHA
dTimEnd: 2013-11-09T22:15:00+01:00
dTimStart: 2013-11-09T22:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up and made up 17 1/2" drilling BHA and RIH from surface to 25m
dTimEnd: 2013-11-09T23:30:00+01:00
dTimStart: 2013-11-09T22:15:00+01:00
md: 25
phase: fixed
proprietaryCode: plug abandon -- trip
state: ok
stateDetailActivity: success
comments: Plugged i and programmed MWD tool
dTimEnd: 2013-11-10T00:00:00+01:00
dTimStart: 2013-11-09T23:30:00+01:00
md: 25
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: