Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2016-07-05T00:00:00+02:00 to 2016-07-06T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
daysBehind: 2.6
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-06T00:00:00+02:00
dTimDiaHoleStart: 2016-06-15T00:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: - RIH w/ 13 3/8 EZSV setting tool, circulate annulus
- Pump cement plug in annulus behind 13 3/8 csg
- Pump cement plug on top of 13 3/8 EZSV
- WOC while performing BOP test
hpht: 0
md: -999.99
mdCsgLast: 2507.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 3100
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 21
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: - POOH w/ tagging BHA
- M/U and RIH w/ 13 3/8in csg cutting tool. Cut 13 3/8in csg at 850m. POOH
- P/U and RIH w/ 13 3/8 EZSV. Set plug at 840m, POOH, tested plug to 40bar from above
- M/U and RIH w/ TCP BHA, perforated below 13 3/8in csg hanger. POOH

tightWell: 0
tvdCsgLast: 2445.8
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: POOH from 1830m to 1693m
dTimEnd: 2016-07-05T00:15:00+02:00
dTimStart: 2016-07-05T00:00:00+02:00
md: 1693
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Worked on load handling and slew fault on aft PRS. Reset
dTimEnd: 2016-07-05T01:00:00+02:00
dTimStart: 2016-07-05T00:15:00+02:00
md: 1693
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: success
comments: POOH with tagging BHA from 1693m to 95m
dTimEnd: 2016-07-05T04:15:00+02:00
dTimStart: 2016-07-05T01:00:00+02:00
md: 95
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 min. Meanwhile removed PS21 and installed master bushing
dTimEnd: 2016-07-05T04:30:00+02:00
dTimStart: 2016-07-05T04:15:00+02:00
md: 95
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: L/D HWDP and tagging BHA
dTimEnd: 2016-07-05T05:00:00+02:00
dTimStart: 2016-07-05T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: M/U 13 3/8 csg cutting BHA
dTimEnd: 2016-07-05T05:30:00+02:00
dTimStart: 2016-07-05T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: RIH w/ 13 3/8 csg cutting BHA to 850m
dTimEnd: 2016-07-05T07:30:00+02:00
dTimStart: 2016-07-05T05:30:00+02:00
md: 850
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: M/U TDS, filled string, recorded parameters: 97t weight up, 93t weight down, 95t free rotation w/ no flow, 100 RPM, 2-6 Knm. w/ 300 lpm 18Bar, 500lpm 56Bar, 600 lpm 76Bar
dTimEnd: 2016-07-05T08:00:00+02:00
dTimStart: 2016-07-05T07:30:00+02:00
md: 850
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Cut 13 5/8 casing @ 850m. 80rpm - 9kNm, 500lpm - 56Bar. Good indications of cut, heard sound on surface
dTimEnd: 2016-07-05T08:30:00+02:00
dTimStart: 2016-07-05T08:00:00+02:00
md: 850
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Flow checked well for 15 min - Static
dTimEnd: 2016-07-05T08:45:00+02:00
dTimStart: 2016-07-05T08:30:00+02:00
md: 850
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH from 850m to 9m. Pulled wet, used mud bucket
dTimEnd: 2016-07-05T10:30:00+02:00
dTimStart: 2016-07-05T08:45:00+02:00
md: 9
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting before L/D csg cutter BHA
dTimEnd: 2016-07-05T10:45:00+02:00
dTimStart: 2016-07-05T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Changed PS21 to master bushing, L/D cutter BHA. Inspected knives, in good condition
dTimEnd: 2016-07-05T11:15:00+02:00
dTimStart: 2016-07-05T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rig floor. Meanwhile changed dies on aft IR and aft PRS
dTimEnd: 2016-07-05T11:45:00+02:00
dTimStart: 2016-07-05T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: P/U 13 3/8 EZSV and M/U same to running tool. Installed centralizer springs on running tool and M/U to stand of 5½ drill pipe
dTimEnd: 2016-07-05T13:00:00+02:00
dTimStart: 2016-07-05T11:45:00+02:00
md: 43
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Removed master bushing and installed PS21 slips
dTimEnd: 2016-07-05T13:15:00+02:00
dTimStart: 2016-07-05T13:00:00+02:00
md: 43
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: RIH w/ EZSV plug from 43m to 842m 2min/stand
dTimEnd: 2016-07-05T15:00:00+02:00
dTimStart: 2016-07-05T13:15:00+02:00
md: 842
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U TDS, circulated at 800lpm for 3min. Moved pipe up and down from 842mto 838m while circulating
dTimEnd: 2016-07-05T15:15:00+02:00
dTimStart: 2016-07-05T15:00:00+02:00
md: 842
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Set 13 3/8 EZSV plug at 840m, sheared out of plug with 27 ton over pull and set down 6 ton to check EZSV set. Pulled up 3m and rotated 27 turns to the right to release tool
dTimEnd: 2016-07-05T15:30:00+02:00
dTimStart: 2016-07-05T15:15:00+02:00
md: 840
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Circulated bottoms up 3 times. H2S gas readings on Baker sensors in gas trap is max at 9ppm. Parameters: 2500 lpm at 21 bar, 50 rpm , 1-3 kNm. Observed OBM in returns. Stopped circulating with 0ppm H2S
dTimEnd: 2016-07-05T17:30:00+02:00
dTimStart: 2016-07-05T15:30:00+02:00
md: 840
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: R/B one stand and dropped 3 inch drift
dTimEnd: 2016-07-05T17:45:00+02:00
dTimStart: 2016-07-05T17:30:00+02:00
md: 807
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: POOH from 807 m to surface
dTimEnd: 2016-07-05T18:30:00+02:00
dTimStart: 2016-07-05T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Changed PS21 to master bushing
dTimEnd: 2016-07-05T18:45:00+02:00
dTimStart: 2016-07-05T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/D EZSV running tool. Pressure tested 13 3/8in EZSV to 40 bar from above. Good test. 520 ltr pumped and 520 ltr returned
dTimEnd: 2016-07-05T19:45:00+02:00
dTimStart: 2016-07-05T18:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to P/U guns
dTimEnd: 2016-07-05T20:00:00+02:00
dTimStart: 2016-07-05T19:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: M/U TCP guns BHA
dTimEnd: 2016-07-05T21:00:00+02:00
dTimStart: 2016-07-05T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ gun BHA at 1 min/stand. Filled pipe, confirmed line up. Took up/down weights: 73t/70t
dTimEnd: 2016-07-05T21:45:00+02:00
dTimStart: 2016-07-05T21:00:00+02:00
md: 151
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Disconnected TDS, dropped 1,375in ball into the string, M/U TDS to the string. Closed UPR, pressured up string to fire guns. Guns fired at 120bar. Good indication of firing guns: "bang" sound and light string movement. Top shot at 141,5m, bottom shot at 151,2m
dTimEnd: 2016-07-05T22:25:00+02:00
dTimStart: 2016-07-05T21:45:00+02:00
md: 151
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: Staged up pumps to 1350 lpm, circulated for 10 min, took returns through the choke. Max H2S in returns 13 ppm on Baker sensors in gas trap. Flow checked well on choke, stable. Opened upper pipe ram. Flow checked well for 10 min. Stable.
dTimEnd: 2016-07-05T23:15:00+02:00
dTimStart: 2016-07-05T22:25:00+02:00
md: 151
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
comments: POOH w/ perforation BHA, 3x stands and 1x single
dTimEnd: 2016-07-06T00:00:00+02:00
dTimStart: 2016-07-05T23:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: