Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2013-11-06T00:00:00+01:00 to 2013-11-07T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
daysBehind: 10.4
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-11-07T00:00:00+01:00
dTimDiaHoleStart: 2013-10-17T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Retrieve 13 3/8" casing.
RIH with cement stinger.
hpht: 0
md: 2637
mdCsgLast: 2561.8
mdDiaHoleStart: 3049
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 79
ropCurrent: -999.99
sum24Hr: Installed wearbushing.
RIH and cut 13 3/8" casing.
Displaced well to 1,40 sg OBM.
Retrieved wearbushing.
Retrieved seal assembly.
Pulled 13 3/8" free.
tightWell: 0
tvdCsgLast: 2416.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-11-06T21:00:00+01:00
density: -999.99
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8.5
dTim: 2013-11-06T09:00:00+01:00
density: 1.4
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
dTim: 2013-11-06T03:00:00+01:00
density: 1.4
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
dTim: 2013-11-06T05:00:00+01:00
density: -999.99
locationSample: Reserve pit
md: 0
mudClass: oil based
presBopRating: 345
pv: 26
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 6
Pore pressure:
Survey stations:
Activities:
comments: Picked up and RIH with wearbushing and jetsub assembly.
Jet washed WH with 2950 liter/min, 50 bar.
Installed wearbushing.
POOH with wearbushing RT and jetsub assembly, laid down same.

dTimEnd: 2013-11-06T02:30:00+01:00
dTimStart: 2013-11-06T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up and made up 13 3/8" casing cutting assembly.
Tested cutters at surface.
dTimEnd: 2013-11-06T03:30:00+01:00
dTimStart: 2013-11-06T02:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: RIH restricted with 13 3/8" casing cutting BHA on 5 1/2" DP from surface to 107 m.
dTimEnd: 2013-11-06T04:00:00+01:00
dTimStart: 2013-11-06T03:30:00+01:00
md: 107
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Changed from master bushings to PS-21 slips.
dTimEnd: 2013-11-06T04:15:00+01:00
dTimStart: 2013-11-06T04:00:00+01:00
md: 107
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: RIH restricted with 13 3/8" casing cutting BHA on 5 1/2" DP from 107 m to 350 m.
Average tripping speed 486 meter/hr.
dTimEnd: 2013-11-06T04:45:00+01:00
dTimStart: 2013-11-06T04:15:00+01:00
md: 350
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Emptied trip tanks.
dTimEnd: 2013-11-06T05:00:00+01:00
dTimStart: 2013-11-06T04:45:00+01:00
md: 350
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: RIH restricted with 13 3/8" casing cutting BHA on 5 1/2" DP from 350 m to 1392 m.
Average tripping speed 595 meter/hr.
dTimEnd: 2013-11-06T06:45:00+01:00
dTimStart: 2013-11-06T05:00:00+01:00
md: 1392
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Filled drill pipe.
dTimEnd: 2013-11-06T07:15:00+01:00
dTimStart: 2013-11-06T06:45:00+01:00
md: 1392
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Made up TDS and RIH from 1392 m to 1426 m.
Recorded up / down weights, 110 / 100 Ton.
dTimEnd: 2013-11-06T07:30:00+01:00
dTimStart: 2013-11-06T07:15:00+01:00
md: 1426
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to displacement.
dTimEnd: 2013-11-06T07:45:00+01:00
dTimStart: 2013-11-06T07:30:00+01:00
md: 1426
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Cut 13 3/8" casing with 80 rpm, 5-10 kNm, 400-800 liter/min, 16-36 bar.
Pressure dropped to 29 bar.
Confirmed cut by setting down 5 Ton on cut.
dTimEnd: 2013-11-06T08:45:00+01:00
dTimStart: 2013-11-06T07:45:00+01:00
md: 1426
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Staged up pumps in increments of 200 liter/min. 
Displaced well to 1,40 sg OBM with 1320 liter/min, 67 bar.
dTimEnd: 2013-11-06T11:00:00+01:00
dTimStart: 2013-11-06T08:45:00+01:00
md: 1422
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Filled triptank and performed flowcheck, well static.
dTimEnd: 2013-11-06T11:15:00+01:00
dTimStart: 2013-11-06T11:00:00+01:00
md: 1422
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Pumped 4 m3 - 1,70 sg slug.
dTimEnd: 2013-11-06T11:45:00+01:00
dTimStart: 2013-11-06T11:15:00+01:00
md: 1422
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH with 13 3/8" casing cutting BHA on 5 1/2" DP from 1422 m to 530 m.
Average tripping speed 1189 meter/hr.
dTimEnd: 2013-11-06T12:30:00+01:00
dTimStart: 2013-11-06T11:45:00+01:00
md: 530
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Filled triptank with 1,40 sg OBM.
dTimEnd: 2013-11-06T12:45:00+01:00
dTimStart: 2013-11-06T12:30:00+01:00
md: 530
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: POOH with 13 3/8" casing cutting BHA on 5 1/2" DP from 530 m to 26 m.
Average tripping speed 1008 meter/hr.

Meanwhile performed pre-job meeting prior to changing handling equipment.
dTimEnd: 2013-11-06T13:15:00+01:00
dTimStart: 2013-11-06T12:45:00+01:00
md: 26
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Removed PS-21 slips and installed master bushings.
dTimEnd: 2013-11-06T13:30:00+01:00
dTimStart: 2013-11-06T13:15:00+01:00
md: 26
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Broke out and laid down 13 3/8" cutting assembly.
dTimEnd: 2013-11-06T14:00:00+01:00
dTimStart: 2013-11-06T13:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rigfloor.
dTimEnd: 2013-11-06T14:30:00+01:00
dTimStart: 2013-11-06T14:00:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cut
state: ok
stateDetailActivity: success
comments: Picked up and RIH with wearbushing RT and jetsub assembly.
Jet washed WH with 3000 liter/min, 53 bar.
Engaged wearbushing and pulled free with 37 ton overpull.
POOH with wearbushing and jetsub assembly, laid down same.
dTimEnd: 2013-11-06T17:15:00+01:00
dTimStart: 2013-11-06T14:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to retrieve seal assembly
dTimEnd: 2013-11-06T17:30:00+01:00
dTimStart: 2013-11-06T17:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up and RIH with seal assembly RT and jetsub assembly.
Jet washed WH with 3000 liter/min, 54 bar.
Installed DPSV in string.
Ran in and engaged seal assembly.
Lined up on choke and closed annular preventer.
Pulled seal assembly free and oberved well on choke, no pressure observed.
Opened well and performed flowcheck on triptank, well static.
POOH with seal assembly and RT, broke out and laid down same to cantilever.
Broke out DPSV from string.

dTimEnd: 2013-11-06T22:15:00+01:00
dTimStart: 2013-11-06T17:30:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Picked up and made up 13 3/8" casing spear assembly.
RIH with spear assembly to 131 meter.
Recorded up / down weights 80 / 76 Ton.
Connected TDS, ran down and engaged 13 3/8" casing.
Pulled 13 3/8" casing free with 25 Ton overpull.
Continued to pull OOH to 139 meter.

dTimEnd: 2013-11-06T23:45:00+01:00
dTimStart: 2013-11-06T22:15:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to circulation.
Meanwhile observed well on triptank.
dTimEnd: 2013-11-07T00:00:00+01:00
dTimStart: 2013-11-06T23:45:00+01:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- equipment recovery
state: ok
stateDetailActivity: success
Lithology and shows: