Daily Drilling Report
Well: NO 15/9-F-10
Report period: 2009-04-09T00:00:00+02:00 to 2009-04-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2009-04-06T06:00:00+02:00
dateDrillComplete: 2009-06-03
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-04-10T00:00:00+02:00
dTimDiaHoleStart: 2009-04-06T12:00:00+02:00
diaHole: 36
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Clear drillfloor. Make up and RIH with 26" drilling BHA. Drill conductor shoe. Drill 80 m new formation and run single shot to check toolface.
hpht: 0
md: 207
mdCsgLast: 201.7
mdDiaHoleStart: 146
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 4
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Waited on weather to running conductor. Ran 30" conductor and innerstring. Landed conductor at 202 m MD. Cemented conductor. Waited on cement. Released CART and POOH with landing string / inner string. Installed CTS on conductor.
tightWell: 0
tvd: 207
tvdCsgLast: 201.7
tvdStrengthForm: 0
waterDepth: 91
Drilling fluid:
dTim: 2009-04-09T23:59:00+02:00
density: 1.05
locationSample: Reserve pit
md: 207
mudClass: water based
presBopRating: 690
pv: -999.99
type: Spud Mud
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Waiting on weather. Meanwhile P/U 8 1/4" drill collars and racked back in set back. Installed last tension cylinder in moon pool.
dTimEnd: 2009-04-09T03:00:00+02:00
dTimStart: 2009-04-09T00:00:00+02:00
md: 45
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waiting on weather. Meanwhile rearranged collar fingerboard to rack back BHA and lay out 6 1/2" jar.
dTimEnd: 2009-04-09T04:00:00+02:00
dTimStart: 2009-04-09T03:00:00+02:00
md: 45
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waiting on weather. Meanwhile laid out 6 1/4" jar and 5" HWDP.
dTimEnd: 2009-04-09T06:00:00+02:00
dTimStart: 2009-04-09T04:00:00+02:00
md: 45
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Waited on weather. Issued notice to shut in adjacent wells at 06:45. Meanwhile removed end stops on HTS. Made up aluminium inner string on HTS.
dTimEnd: 2009-04-09T08:45:00+02:00
dTimStart: 2009-04-09T06:00:00+02:00
md: 45
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: Removed dog collar and pulled slips. Ran 30" conductor from 45 to 62 m MD.
dTimEnd: 2009-04-09T09:15:00+02:00
dTimStart: 2009-04-09T08:45:00+02:00
md: 62
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed C-plate in rotary. Hung off conductor housing in C-plate. Removed CART handling tool. Filled conductor with SW.
dTimEnd: 2009-04-09T09:30:00+02:00
dTimStart: 2009-04-09T09:15:00+02:00
md: 62
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Installed C-plate on top of 30" housing. Picked up and ran 2 ea premade lengths of aluminium stinger to 46 m inside 30" conductor. Made up x-over to pup below CART.
dTimEnd: 2009-04-09T10:45:00+02:00
dTimStart: 2009-04-09T09:30:00+02:00
md: 62
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Lowered CART and made up to 30" coductor housing with 5 counterclockwise turns. Installed inclinometer and valve handle on CART.
dTimEnd: 2009-04-09T11:15:00+02:00
dTimStart: 2009-04-09T10:45:00+02:00
md: 62
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Removed C-plate from RT. Ran conductor housing through RT. Installed master bushing.
dTimEnd: 2009-04-09T11:45:00+02:00
dTimStart: 2009-04-09T11:15:00+02:00
md: 65
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 30" conductor on 5 1/2" HWDP landing string from 65 m to 196 m MD. Marked pipe at 112,9 m to obtain relative distance top of conductor housing to Centralizer deck. Observed with ROV when comming through template.
dTimEnd: 2009-04-09T13:00:00+02:00
dTimStart: 2009-04-09T11:45:00+02:00
md: 196
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Laid out 5 1/2" HWDP single. Made up cementing single with side entry and FOSV. Made up TDS. RIH with 30" Conductor to 201,7 m MD and adjusted setting depth according to marking on pipe releative to Centralizer deck.
dTimEnd: 2009-04-09T13:45:00+02:00
dTimStart: 2009-04-09T13:00:00+02:00
md: 202
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed elevation check releative to F-15 using ROV and digiquartz, 18 mm deviation - ok. Recorded x/y inclinometer readings 0,0/0,2.
dTimEnd: 2009-04-09T14:45:00+02:00
dTimStart: 2009-04-09T13:45:00+02:00
md: 202
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Made up cement hose to pump in sub. Flushed lines. Performed line test agianst lo-torque valve to 200 bar / 5 min - ok.
dTimEnd: 2009-04-09T15:00:00+02:00
dTimStart: 2009-04-09T14:45:00+02:00
md: 202
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Circulated 28 m3 SW at 1500 lpm / SPP 0 bar.
dTimEnd: 2009-04-09T15:30:00+02:00
dTimStart: 2009-04-09T15:00:00+02:00
md: 202
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pumped indicator pill (LCM). Not able to suck effectively from pit. Changed mudpump, but problems prevailing. Mudpump strainers plugged by LCM. Total LCM pill pumped 3,5 m3. Displaced LCM pill to string by pumping 3,6 m3 seawater.
dTimEnd: 2009-04-09T16:15:00+02:00
dTimStart: 2009-04-09T15:30:00+02:00
md: 202
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Lined up to cement unit. Mixed and pumped 55 m3 1,54 sg xlite cement slurry at 920 lpm / CUP 21 bar. Observed cement return at seabead with ROV. Block weight declined from 101 MT to 97 MT during cementing.
dTimEnd: 2009-04-09T17:30:00+02:00
dTimStart: 2009-04-09T16:15:00+02:00
md: 202
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Displaced cement with 6,2 m3 SW at 480 lpm / FCP 19 bar. Bled off pressure on cement unit - no backflow observed.
dTimEnd: 2009-04-09T18:00:00+02:00
dTimStart: 2009-04-09T17:30:00+02:00
md: 202
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Waited on cement to set up. At 22:00, checked inclinometer x/y readings 0,2/0,12. Weight in block 97 MT. Issued notice for shut in of adjacent wells at 23:30.
dTimEnd: 2009-04-10T00:00:00+02:00
dTimStart: 2009-04-09T18:00:00+02:00
md: 202
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: