Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-20T00:00:00+01:00 to 2009-02-21T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-21T00:00:00+01:00
dTimDiaHoleStart: 2009-02-18T23:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Continue RIH with 7" completion to 1500m.


hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 33
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: Completed rigging 7" completion handling equipment. RIH with 7" completion from surface to 322m
tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Prepared for running completion: Prepared casing tong and control unit. Made up jnt # 258 THG landing string.

Waited for services personnel to arrive, delayed due to fog yesterday.
Meanwhile cleaned shaker beds and pits. Prepared to install flow line on F-15.

dTimEnd: 2009-02-20T13:45:00+01:00
dTimStart: 2009-02-20T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to RIH with 7" completion string.

dTimEnd: 2009-02-20T14:15:00+01:00
dTimStart: 2009-02-20T13:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up and RIH with Mule shoe, seal stem, Packer SB-3, PBR and DHPG/Chemical Injection sub.

dTimEnd: 2009-02-20T18:30:00+01:00
dTimStart: 2009-02-20T14:15:00+01:00
md: 97
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Terminated cable to DHPG according to Well Dynamic procedure. Function checked and pressure tested gauge to 10000 psi / 15 minutes.

dTimEnd: 2009-02-20T21:00:00+01:00
dTimStart: 2009-02-20T18:30:00+01:00
md: 97
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: RIH with 7" tubing from 97m to 103m. Connected chemical injection line according to Well Dynamic procedure and installed protector clamps.

dTimEnd: 2009-02-21T00:00:00+01:00
dTimStart: 2009-02-20T21:00:00+01:00
md: 103
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: