Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-08-09T00:00:00+02:00 to 2008-08-10T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-10T00:00:00+02:00
dTimDiaHoleStart: 2008-08-05T21:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install diverter. Run test plug and test BOP connection. Set bowl protector. Run jet-sub, clean wellhead and displace riser to packer fluid. Pull bowl protector. Clean surface wellhead. Make up 10 3/4" spear and rack back. Make up adjustable sub setting tool and rack back. Rig up for running 10 3/4" casing. Make up handling tool to adjustable sub / 10 3/4" casing hanger. Run tie-back adapter and 10 3/4" tie-back casing. 
hpht: 0
md: 3792
mdCsgLast: 3790.1
mdDiaHoleStart: 3792
mdPlanned: -999.99
mdPlugTop: 3754
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 41
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Pressure tested multibowl seals. Broke and pulled WH running tool. Made up DP stand and pull tested multibowl. Installed VR plugs, blind flanges and annulus valves on wellhead and tested same. Ran and landed BOP riser joint with dual lift. Made up BOP riser joint. Built scaffolding on Weather deck. Nippled up BOP. Installed BOP overshot joint.
tightWell: 0
tvd: 3247
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-08-09T23:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 3970
mudClass: other
presBopRating: 345
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Put debris barrier inside tensioner joint. Re-configured cutting jig for making bevel. Cut bevel. Used handtools to dress cut and bevel. Removed cutting jig, cleared and tided Tensioner deck.
dTimEnd: 2008-08-09T03:45:00+02:00
dTimStart: 2008-08-09T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Pulled master bushing and outer ring. Transferred 2 x annulus valves to Tensioner deck using tugger.
dTimEnd: 2008-08-09T04:30:00+02:00
dTimStart: 2008-08-09T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed lift cap and single joint elevator on 13 3/8" multibowl. Attached 2 tuggers for dual lift in order to avoid F-4 shut in. Lowered 13 3/8" multibowl from drillfloor to well head. Slipped multibowl over tension joint and adjusted to correct orientation 45 deg aft stb.
dTimEnd: 2008-08-09T05:15:00+02:00
dTimStart: 2008-08-09T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Retrieved tuggers. Installed F-5 hatch on Weather deck.
dTimEnd: 2008-08-09T06:00:00+02:00
dTimStart: 2008-08-09T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressure tested BT seals in multibowl to 35 bar - ok. Injejected and energized plastic in upper and lower BT-seals. Tested BT seals to 3000 psi / 10 min - ok. Locked in 1000 psi between BT seals. Energized multibowl slips by torquing up cap srews to 600 ft-lbs.
dTimEnd: 2008-08-09T10:15:00+02:00
dTimStart: 2008-08-09T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed outer ring and master bushing. Removed hatch on Weather deck.
dTimEnd: 2008-08-09T10:45:00+02:00
dTimStart: 2008-08-09T10:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH with 5 1/2" stand and made up to multibowl running tool. Performed overpull test of 5 MT on multibowl - ok.
dTimEnd: 2008-08-09T11:00:00+02:00
dTimStart: 2008-08-09T10:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke multibowl running tool with chain tong. Pulled running tool on 5 1/2" stand. Broke out and laid out running tool. Racked back 5 1/2" stand.
dTimEnd: 2008-08-09T11:45:00+02:00
dTimStart: 2008-08-09T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Confirmed measurement from RT to 13 3/8" wellhead to 19,955 m using laser.
dTimEnd: 2008-08-09T12:00:00+02:00
dTimStart: 2008-08-09T11:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed hatch on Weatherdeck.
dTimEnd: 2008-08-09T12:15:00+02:00
dTimStart: 2008-08-09T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed slings for installing BOP riser. Prepared for dual lift in order to avoid shut in of F-4/F-14. Attached 75 MT shackle in each bail. Primary lift sling 30 MT shackles  + 10 m / 10 MT sling attached to 7,5 MT pad eyes with 25 MT shackles. Secondary lift sling in each bail -  12 MT shackle + 11 MT sling + 8,5 MT sling + 11 MT sling choked around neck of BOP/NT-2 connector.
dTimEnd: 2008-08-09T13:00:00+02:00
dTimStart: 2008-08-09T12:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed VR plugs, blind flange and annulus valves on wellhead outlets and tested each component accordingly.
dTimEnd: 2008-08-09T16:45:00+02:00
dTimStart: 2008-08-09T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Inspected TDS for loose items after maintenance.
dTimEnd: 2008-08-09T17:45:00+02:00
dTimStart: 2008-08-09T16:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbox talk for lifting and installing BOP joint.
dTimEnd: 2008-08-09T18:00:00+02:00
dTimStart: 2008-08-09T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed hatch on Weatherdeck. Removed outer ring and master bushing in RT.
dTimEnd: 2008-08-09T19:00:00+02:00
dTimStart: 2008-08-09T18:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran surface riser with TDS and dual lift to 0,5 m above 13 3/8" wellhead. Removed hole cover and cleaned seal surface. Installed seal ring. Alligned connector and landed NT-2 connector.
dTimEnd: 2008-08-09T20:45:00+02:00
dTimStart: 2008-08-09T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up NT-2 connector according to Vetco procedure. Took 2,5 MT overpull on connector.
dTimEnd: 2008-08-09T21:15:00+02:00
dTimStart: 2008-08-09T20:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Barriered off wellhead module. Installed split hatch on Weatherdeck. Built scaffolding on Weatherdeck for access to BOP connection.
dTimEnd: 2008-08-10T00:00:00+02:00
dTimStart: 2008-08-09T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: