Daily Drilling Report
Well: NO 15/9-F-1 C
Report period: 2014-04-11T00:00:00+02:00 to 2014-04-12T00:00:00+02:00
Wellbore info:
dTimSpud: 2014-02-21T14:30:00+01:00
dateDrillComplete: 2014-03-15
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-04-12T00:00:00+02:00
dTimDiaHoleStart: 2014-04-08T18:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr:  M/U gun assembly for run no 5. RIH with gun assembly no 5. Perforate interval no 5. POOH with gun assembly no 5, L/D. M/U gun assembly for run no 6. RIH with gun assembly no 6. Perforate interval no 6. POOH with gun assembly no 6, L/D.
hpht: 0
md: 4094
mdCsgLast: 4087.1
mdDiaHoleStart: 4094
mdPlanned: -999.99
mdStrengthForm: 3059
presTestType: formation integrity test
reportNo: 50
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: P/U guns, tool string and tractor for perforating run no. 3. RIH with perforation string no 3 Perforated interval from 3918 m to 3936 m. POOH perforating assembly no. 3. Rebuildt cable head. Hot check tractor. P/U guns, tool string and tractor for perforating run no. 4. RIH with perforation string no 4. Perforated interval from 3888 m to 3906 m. POOH perforating assembly no. 4 to 2000 m.
tightWell: 0
tvd: 3180.5
tvdCsgLast: 3178
tvdStrengthForm: 2874.4
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-04-11T21:00:00+02:00
density: 1.03
locationSample: Active pit
md: 4094
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Pumped up oil and checked tractor.
dTimEnd: 2014-04-11T01:15:00+02:00
dTimStart: 2014-04-11T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to P/U guns, tool string and tractor.
dTimEnd: 2014-04-11T01:30:00+02:00
dTimStart: 2014-04-11T01:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U guns, tool string and tractor for perforating run no. 3. M/U lubricator.
dTimEnd: 2014-04-11T02:15:00+02:00
dTimStart: 2014-04-11T01:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tested QTS with test pump on rig floor to 20/250 bar for 5/10 min. Filled riser with MEG.
Opened DHSV, HMV. and SV.
dTimEnd: 2014-04-11T03:15:00+02:00
dTimStart: 2014-04-11T02:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string no 3 on WL with 30 m/min to 3200 m.
Correlated across DHPG @ 2680 m.
dTimEnd: 2014-04-11T06:00:00+02:00
dTimStart: 2014-04-11T03:15:00+02:00
md: 3200
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string no 3 on WL with 30 m/min to 3250 m.
Toolstring stopped moving at 3250 m / 78 deg inclination.
dTimEnd: 2014-04-11T07:15:00+02:00
dTimStart: 2014-04-11T06:00:00+02:00
md: 3250
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string no 3 on WL using tractor from 3250 m to 3588 m.
dTimEnd: 2014-04-11T07:45:00+02:00
dTimStart: 2014-04-11T07:15:00+02:00
md: 3588
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated tool string according to program between 3918 m to 3936 m.
Orientation Pass 1 +0.8 m.
Orientation Pass 2 DO +0.2 m
Orientation Pass 3.
Orientation Pass 4 DO -0.4 m.
Orientation Pass 5.
Shooting Pass.
dTimEnd: 2014-04-11T08:15:00+02:00
dTimStart: 2014-04-11T07:45:00+02:00
md: 3936
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval from 3918 m to 3936 m. Firing depht 3915 m.
Wellhead pressure prior to fire 44 bar.
dTimEnd: 2014-04-11T08:30:00+02:00
dTimStart: 2014-04-11T08:15:00+02:00
md: 3915
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3915 m with perforating gun assembly no. 3.
Shut down the unit @ 500 m.
dTimEnd: 2014-04-11T10:45:00+02:00
dTimStart: 2014-04-11T08:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tools in catcher. Closed SV, 36,5 bar. Closed HMW.
dTimEnd: 2014-04-11T11:00:00+02:00
dTimStart: 2014-04-11T10:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Bled off pressure in lubricator and purged clean with nitrogen.
dTimEnd: 2014-04-11T11:15:00+02:00
dTimStart: 2014-04-11T11:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Inflow tested HMV with SIWHP 5 bar for 10 min. Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min. Meanwhile performed pre-job meeting prior to changing out tractor and L/O guns.
dTimEnd: 2014-04-11T12:15:00+02:00
dTimStart: 2014-04-11T11:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator at QST. L/D Gun assy no. 3.
dTimEnd: 2014-04-11T13:30:00+02:00
dTimStart: 2014-04-11T12:15:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Rebuild cable head. Hot check tractor.
dTimEnd: 2014-04-11T15:45:00+02:00
dTimStart: 2014-04-11T13:30:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to P/U gun assembly no 4.
dTimEnd: 2014-04-11T16:00:00+02:00
dTimStart: 2014-04-11T15:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U guns, tool string and tractor for perforating run no. 4. M/U lubricator.
dTimEnd: 2014-04-11T16:45:00+02:00
dTimStart: 2014-04-11T16:00:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tested QTS with test pump on rig floor to 20/250 bar for 5/10 min. Filled riser with MEG.
Opened DHSV, HMV. and SV.
dTimEnd: 2014-04-11T17:30:00+02:00
dTimStart: 2014-04-11T16:45:00+02:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string no 4 on WL with 30 m/min to 3240 m.
Correlated across DHPG @ 2640 m. DO = +5 m.
Toolstring stopped moving at 3280 m / 78 deg inclination.
dTimEnd: 2014-04-11T19:45:00+02:00
dTimStart: 2014-04-11T17:30:00+02:00
md: 3240
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string no 4 on WL using tractor from 3240 m to 3540 m.
Pickup across PUP. DO=-2.2 m.
dTimEnd: 2014-04-11T20:45:00+02:00
dTimStart: 2014-04-11T19:45:00+02:00
md: 3540
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated tool string according to program between 3918 m to 3936 m.
Orientation Pass 1 (up to PUP for correlation proof) DO= 0m.
Orientation Pass 2 DO=0.5
Orientation Pass 3 DO=0.2
Orientation Pass 4 DO =0
Orientation Pass 5 DO=0
Shooting Pass.
dTimEnd: 2014-04-11T22:45:00+02:00
dTimStart: 2014-04-11T20:45:00+02:00
md: 3936
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval from 3888 m to 3906 m. Firing depht 3885 m.
Wellhead pressure prior to fire 40 bar. WHP stabilized at 33,5 bar. Lost 200 lbs surface tension.
dTimEnd: 2014-04-11T23:00:00+02:00
dTimStart: 2014-04-11T22:45:00+02:00
md: 3885
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH perforating gun assembly no. 4. from 3885 m to 2000 m with perforating gun assembly no. 4.
dTimEnd: 2014-04-12T00:00:00+02:00
dTimStart: 2014-04-11T23:00:00+02:00
md: 2000
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: