Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2014-01-13T00:00:00+01:00 to 2014-01-14T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-14T00:00:00+01:00
dTimDiaHoleStart: 2014-01-06T22:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: P/U perforation toolstring #7. RIH with same.
POOH with perforation toolstring #7.

hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 60
ropCurrent: -999.99
sum24Hr: POOH from 3859 m and L/D tool string. Prepared guns for run no. 6 on deck. Tested tool string. WOW. P/U perforation toolstring # 6. RIH with same to 4045 m. Correlated across interval 3853 m to 3859 m and perforated interval. POOH to 1000 m with perforating assembly no. 6.
tightWell: 0
tvd: 3212
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-01-14T00:00:00+01:00
density: 1.03
md: -999.99
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: POOH from 3987 m to 250 m with perforating gun assembly no. 5.
Powered down logging unit.
dTimEnd: 2014-01-13T02:15:00+01:00
dTimStart: 2014-01-13T00:00:00+01:00
md: 250
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tools in catcher. Closed SV, 33 bar SIWHP. Closed HMW.
dTimEnd: 2014-01-13T02:30:00+01:00
dTimStart: 2014-01-13T02:15:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Inflow tested HMV with SIWHP 5 bar for 10 min. Meanwhile performed pre-job meeting prior to R/D lubricator and changing out tool string and L/O guns.
dTimEnd: 2014-01-13T04:00:00+01:00
dTimStart: 2014-01-13T02:30:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Bled off pressure in lubricator and purged clean with nitrogen.
dTimEnd: 2014-01-13T04:15:00+01:00
dTimStart: 2014-01-13T04:00:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator at QST. L/D tractor, tool string and guns.
dTimEnd: 2014-01-13T05:30:00+01:00
dTimStart: 2014-01-13T04:15:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Prepared guns for run no. 6 on deck.
dTimEnd: 2014-01-13T06:00:00+01:00
dTimStart: 2014-01-13T05:30:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Prepared guns for run no. 6 on deck. Tested tool string.
dTimEnd: 2014-01-13T09:15:00+01:00
dTimStart: 2014-01-13T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: WOW. Wind speed above 40 knts. Cranes unavailabel for handling tool string.
Performed pre-job meeting prior to P/U perforating assy no. 6.
dTimEnd: 2014-01-13T11:15:00+01:00
dTimStart: 2014-01-13T09:15:00+01:00
md: 0
phase: wire line
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: L/O tool string from run no. 5. P/U guns and tool string for perforating run no. 6.
dTimEnd: 2014-01-13T14:15:00+01:00
dTimStart: 2014-01-13T11:15:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: M/U lubricator at QST. Pressure tested lubricator to 250 bar. Filled riser with meg.
dTimEnd: 2014-01-13T14:45:00+01:00
dTimStart: 2014-01-13T14:15:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Opened well and RIH with perforation string no. 6 on WL to 250 m.
dTimEnd: 2014-01-13T15:00:00+01:00
dTimStart: 2014-01-13T14:45:00+01:00
md: 250
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string on WL with 30 m/min according to program to 4045 m.
Toolstring stopped moving at 3700 m / 79 deg inclination. Used tractor from 3700 m to 3800 m.
dTimEnd: 2014-01-13T19:00:00+01:00
dTimStart: 2014-01-13T15:00:00+01:00
md: 4045
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across interval 3853 m to 3859 m.
dTimEnd: 2014-01-13T21:45:00+01:00
dTimStart: 2014-01-13T19:00:00+01:00
md: 3859
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval from 3853 m to 3859 m with WHP 33,8 bar. WHP stabilized at 33 bar.
dTimEnd: 2014-01-13T22:00:00+01:00
dTimStart: 2014-01-13T21:45:00+01:00
md: 3859
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3859 m to 1000 m with perforating gun assembly no. 6.

dTimEnd: 2014-01-14T00:00:00+01:00
dTimStart: 2014-01-13T22:00:00+01:00
md: 1000
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: