Daily Drilling Report
Well: NO 15/9-19 S
Report period: 1993-03-17T00:00:00+01:00 to 1993-03-18T00:00:00+01:00
Wellbore info:
dTimSpud: 1992-09-15T01:00:00+02:00
dateDrillComplete: 1993-01-28
daysBehind: 118.9
operator: Statoil
rigAlias: name: TREASURE PROSPECT
Status:
dTim: 1993-03-18T00:00:00+01:00
dTimDiaHoleStart: 1993-03-15T10:30:00+01:00
distDrill: -999.99
elevKelly: 22
fixedRig: false
forecast24Hr: *FINISH RUNNING LINER AND SET SAME.
*CIRC. AND COND. MUD PRIOR TO CMT JOB
*CEMENT 7" LINER IN PLACE.
*RELEASE HANGER RUNNING TOOL AND PULL UP 10 STANDS.
*CIRC HOLE CLEAN AND POOH.
hpht: 0
md: 4641
mdCsgLast: 4640
mdDiaHoleStart: 3581
mdPlanned: -999.99
mdStrengthForm: 3580
reportNo: 122
ropCurrent: -999.99
strengthForm: 1.71
sum24Hr: *RAN 7" CASING TO 1441M AND INSTALLED LINER HANGER.
*CIRC CSG VOLUME.
*RAN LINER TO 3569M.
*ESTABLISHED CIRC AT CSG SHOE.
*CONT RUNNING LINER TO 3809M.
tightWell: 0
tvd: 3129.7
tvdStrengthForm: 2394
waterDepth: 84
wellheadElevation: 104.2
Drilling fluid:
dTim: 1993-03-17T05:00:00+01:00
density: 1.43
locationSample: Flowline
md: 4415
mudClass: oil based
presBopRating: -999.99
pv: 38
type: PETROFREE
visFunnel: 100
yp: 12
dTim: 1993-03-17T22:15:00+01:00
density: 1.41
locationSample: Active pit
md: 4641
mudClass: oil based
presBopRating: -999.99
pv: 37
type: PETROFREE
visFunnel: 220
yp: 10.5
Pore pressure:
dTim: 1993-03-18T00:00:00+01:00
equivalentMudWeight: 1.3
md: 4107
readingKind: estimated
dTim: 1993-03-18T00:00:00+01:00
equivalentMudWeight: 1.1
md: 4641
readingKind: estimated
Survey stations:
Activities:
comments: FINISHED RIGGING UP 7" CASING HANDLING EQUIPMENT. HELD PRE-JOB MEETING WITH CREW.
dTimEnd: 1993-03-17T00:30:00+01:00
dTimStart: 1993-03-17T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RAN SHOE JOINT, INTERNEDIATE JOINT AND FLOAT COLLAR JOINT. CHECKED FLOAT, INSTALLED LANDING COLLAR. TREAD LOCKED FIRST THREE CONNECTIONS. RAN 31 JOINTS OF 7" CASING TO 351M. FILLED CASING WITH 1,40 S.G. MUD EVREY 5 JOINTS WHILE RIH.
dTimEnd: 1993-03-17T06:00:00+01:00
dTimStart: 1993-03-17T00:30:00+01:00
md: 351
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: CONTINUED RUNNING 7" CASING TO 1441M. FILLED CASING WITH 1,40 S.G. MUD EVERY 5 JOINTS WHILE RIH.
dTimEnd: 1993-03-17T17:00:00+01:00
dTimStart: 1993-03-17T06:00:00+01:00
md: 1441
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: INSTALLED CEMENT PLUGS ONTO LINER HANGER AND MADE UP HANGER TO 7" CASING.
dTimEnd: 1993-03-17T17:30:00+01:00
dTimStart: 1993-03-17T17:00:00+01:00
md: 1441
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: CIRCULATED 7" LINER VOLUME PRIOR TO RUNNING.
dTimEnd: 1993-03-17T18:30:00+01:00
dTimStart: 1993-03-17T17:30:00+01:00
md: 1441
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH WITH LINER TO 2587M. FILLED PIPE WITH 1,40 S.G. MUD EVERY 3 STANDS AND BROKE CIRCULATION EVERY 6 STANDS.
dTimEnd: 1993-03-18T00:00:00+01:00
dTimStart: 1993-03-17T18:30:00+01:00
md: 2587
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: