Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-06-28T00:00:00+02:00 to 2013-06-29T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-06-29T00:00:00+02:00
dTimDiaHoleStart: 2013-06-28T01:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install tie-back connector and pressure test same.
Install adjustable surface hanger and test same.
Run seal assembly.
Test BOP connection.
Slip and cut drill line.
Pull Safelock plug.

hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 32
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Retrieved annulus insert.
RIH with tie-back string.


tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-06-28T21:00:00+02:00
density: 1.03
locationSample: Flowline
md: 4770
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Pulled master bushings.
Installed diverter.
dTimEnd: 2013-06-28T01:00:00+02:00
dTimStart: 2013-06-28T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed BX elevator and rotator.
Changed handling equipment to 5 1/2".
Picked up bowl protector RT and made up same to 5 1/2" DP.
RIH and installed bowl protector.
POOH with RT.
dTimEnd: 2013-06-28T02:45:00+02:00
dTimStart: 2013-06-28T01:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up and RIH with annulus insert retrieval tool.
Tagged and engaged annulus insert at 140,2 meter, Not able to release annulus insert.
POOH with RT.
Redressed RT, replaced torque pins with torque keys.
Ran back in with RT and engaged same.
Released annulus insert with 4000 Nm.
POOH with RT and redressed same with torque pins.
RIH and retrieved annulus insert.
Broke out and laid down annulus RT to cantilever.
dTimEnd: 2013-06-28T08:30:00+02:00
dTimStart: 2013-06-28T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to clean out run.
Picked up and made up jetting sub to 5 1/2" DP.
RIH with jetting sub on 5 1/2" DP from surface to 150 m.
Pumped 13 m3 hi-vis pill with 500 liter/min, 4 bar. 
Chased pill with 4,5 m3 SW at 500 liter/min, 2,8 bar. 
Stopped pumping and RIH from 150 m to 170 m.
Waited for pill to soak for 10 minutes.
Commenced circulation with SW between 170 m - 135 m at 3000 liter/min, 26 bar, 10 rpm, 1-3 kNm. 
Displaced well back to 26 m3 1,03 sg inhibited brine with 3000 liter/min, 26 bar.
POOH and laid down jet sub.
dTimEnd: 2013-06-28T12:30:00+02:00
dTimStart: 2013-06-28T08:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Strapped DP stands from derrick.
dTimEnd: 2013-06-28T13:45:00+02:00
dTimStart: 2013-06-28T12:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior to retrieving bowl protector.
RIH with bowl protector retrieval tool and retrieved same.
POOH with bowl protector.
dTimEnd: 2013-06-28T14:30:00+02:00
dTimStart: 2013-06-28T13:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to rig up.
Rigged up handling equipment for 10 3/4"  tie-back casing.
dTimEnd: 2013-06-28T17:15:00+02:00
dTimStart: 2013-06-28T14:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held pre-job meeting prior make up setting tool.
Picked up and racked back adjustable surface hanger setting tool.
dTimEnd: 2013-06-28T20:00:00+02:00
dTimStart: 2013-06-28T17:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Cleaned and cleared rigfloor.
Installed large head for 10 3/4" casing handling in PDM.
Performed pre-job meeting prior to run 10 3/4" tie-back string.
dTimEnd: 2013-06-28T21:00:00+02:00
dTimStart: 2013-06-28T20:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up 10 3/4" tie-back connector, inspected same, ok.
Picked up and RIH with 10 3/4" tie-back string as per running tally from surface to 103 meter.

dTimEnd: 2013-06-28T23:15:00+02:00
dTimStart: 2013-06-28T21:00:00+02:00
md: 103
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Picked up 10 3/4" surface casing hanger assembly with adjustment sub and continued to RIH.

dTimEnd: 2013-06-29T00:00:00+02:00
dTimStart: 2013-06-28T23:15:00+02:00
md: 123
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: