Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2010-09-21T00:00:00+02:00 to 2010-09-22T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2010-09-22T00:00:00+02:00
dTimDiaHoleStart: 2010-09-20T08:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Finish PLT logging. Evaluate plug option. RD.

Expected status 06:00 tomorrow: RD from well after plug run.
hpht: 0
md: -999.99
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 2
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: RU WL equipment. Installed BHA into lubricator. RIH with PLT. Performed spinner calibration. Performed depth correlation with GR/CCL. Took stationary reading at 2929 m. Ran PLT shut in pass. Took stationary readings. Beaned up well.  Waited for stable flow. 
tightWell: 0
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Took over well. Checked valve status.
dTimEnd: 2010-09-21T00:45:00+02:00
dTimStart: 2010-09-21T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Prod. department installed isolation certificate on remotly operated valves on well.
dTimEnd: 2010-09-21T01:45:00+02:00
dTimStart: 2010-09-21T00:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
comments: Leak tested x-mas tree cross. 20/170 bar for 5/10 min.
dTimEnd: 2010-09-21T02:45:00+02:00
dTimStart: 2010-09-21T01:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Removed KWV cap and rigged up chiksan valves. Leak tested bleed off hose against closed KWV. 20/180 bar for 5/10 min.
dTimEnd: 2010-09-21T03:30:00+02:00
dTimStart: 2010-09-21T02:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Removed tree cap and installed lower riser and BOP. Leak tested riser connections and BOP shear seal. 20/180 bar for 5/10 min. Installed upper riser. Prepared lubricator for lifting.
dTimEnd: 2010-09-21T06:00:00+02:00
dTimStart: 2010-09-21T03:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RU lubricator and GIH in elevator. Installed BHA #1 and stabbed on. Filled rig-up with MEG using platform MEG injection system. Checked toolstring.
dTimEnd: 2010-09-21T09:30:00+02:00
dTimStart: 2010-09-21T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Held pre-job meeting with involved personnel.
dTimEnd: 2010-09-21T10:30:00+02:00
dTimStart: 2010-09-21T09:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Leak tested rig-up to 20/170 bar for 5/10 min. Opened HMV and equalized TRSCSSV with MEG using platform MEG injection system. SIWHP 82 bar. Equalized and opened SV.
dTimEnd: 2010-09-21T13:30:00+02:00
dTimStart: 2010-09-21T10:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: RIH with BHA #1, PLT logging string, to 1000 m MDRKB.
dTimEnd: 2010-09-21T15:15:00+02:00
dTimStart: 2010-09-21T13:30:00+02:00
md: 1000
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed spinner calibration passes at 10/20/30/40 m/min up/down.
dTimEnd: 2010-09-21T15:45:00+02:00
dTimStart: 2010-09-21T15:15:00+02:00
md: 1000
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Continued RIH to 3130 m.
dTimEnd: 2010-09-21T17:00:00+02:00
dTimStart: 2010-09-21T15:45:00+02:00
md: 3130
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Performed depth correlation with GR/CCL. Radioactive marker at 3091.7 m. Pulled up to 2929 m (DHG) and took stationary reading. Temp. = 105 C deg. Press. = 311,98 bar.
dTimEnd: 2010-09-21T17:30:00+02:00
dTimStart: 2010-09-21T17:00:00+02:00
md: 2929
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Ran PLT shut in passes from 3250 to 3080 m at speed 10/ 20/ 30/ 40 m/min. Up / Down. Took stationary readings at 3080, 3250, 3200 and 3155 m. Pulled up and placed PLT at 3080 m.
dTimEnd: 2010-09-21T19:00:00+02:00
dTimStart: 2010-09-21T17:30:00+02:00
md: 3080
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Beaned up well to approx. 5000 Sm3/d against test separator.
dTimEnd: 2010-09-21T23:00:00+02:00
dTimStart: 2010-09-21T19:00:00+02:00
md: 3080
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: Waited for stable flow.
dTimEnd: 2010-09-22T00:00:00+02:00
dTimStart: 2010-09-21T23:00:00+02:00
md: 3080
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: