Daily Drilling Report
Well: NO 15/9-F-9
Report period: 2008-09-05T00:00:00+02:00 to 2008-09-06T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-09T00:00:00+01:00
dateDrillComplete: 2008-08-31
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-09-06T00:00:00+02:00
dTimDiaHoleStart: 2008-09-04T07:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Install Tubing Bonnet, spacer spool and ball valve assembly. Leak test the tubing bonnet cavity to 69 bar (1000 psi).  Skid Cantilever to F-15. Rig up for run drilling riser. Start to run Drilling riser. 
hpht: 0
md: 1085
mdCsgLast: 1064
mdDiaHoleStart: 1085
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 21
ropCurrent: -999.99
strengthForm: 0
sum24Hr: Continued RIH with ESP on 7 5/8" tubing from 699m to 806m. Made up Tubing Hanger and Penetrator. Installed the tubing hanger and released RT from same. Nippled down Diverter and surface riser.
tightWell: 0
tvd: 1075.9
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2008-09-05T10:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 1083
mudClass: other
presBopRating: 0
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
dTim: 2008-09-05T22:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 1083
mudClass: other
presBopRating: 0
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Continued RIH with ESP on 7 5/8" casing in stand from 163m to 699m. Installed cable clamps every joint. Checked the Phoenix connection frequently. Running speed: 90 m/hr.

Parallel activity: Injected slop in well F14.
dTimEnd: 2008-09-05T06:00:00+02:00
dTimStart: 2008-09-05T00:00:00+02:00
md: 699
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box and continued RIH with ESP on 7 5/8" casing, picked up singles from cantilever from 699m to 807m. Installed cable clamps every joint. Checked the Phoenix connection frequently.

Parallel activity: Injected slop in well F14.
                          Derrick insp. Daily maintenance 
                          Worked on flow line hose on wellhead.
                          Performed BOP test to 15 k.

dTimEnd: 2008-09-05T09:30:00+02:00
dTimStart: 2008-09-05T06:00:00+02:00
md: 806
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Changed elevator inserts to 5½"

dTimEnd: 2008-09-05T09:45:00+02:00
dTimStart: 2008-09-05T09:30:00+02:00
md: 806
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to pick up and make up Tubing Hanger.

dTimEnd: 2008-09-05T10:00:00+02:00
dTimStart: 2008-09-05T09:45:00+02:00
md: 806
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up complete Tubing Hanger/swivel sub assembly and made up to 7 5/8" tubing. Attempted to brake FAST connection. Modified dies to brake FAST connection.

dTimEnd: 2008-09-05T11:45:00+02:00
dTimStart: 2008-09-05T10:00:00+02:00
md: 806
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed big wheels to casing tong due to high stick up of FAST connection.

dTimEnd: 2008-09-05T12:00:00+02:00
dTimStart: 2008-09-05T11:45:00+02:00
md: 806
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke FAST connection, Orientated hanger by rotating hanger assy in FAST connector according to Schlumberger procedure, and made up FAST connection.

dTimEnd: 2008-09-05T12:30:00+02:00
dTimStart: 2008-09-05T12:00:00+02:00
md: 806
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk, removed slips, Master Bushing and disconnected casing tong.

dTimEnd: 2008-09-05T13:15:00+02:00
dTimStart: 2008-09-05T12:30:00+02:00
md: 806
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed penetrator and performed cable test to 1100 psi (76 bars) 10 min.

dTimEnd: 2008-09-05T14:00:00+02:00
dTimStart: 2008-09-05T13:15:00+02:00
md: 806
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Spaced out and measured for cutting length of control cable.
dTimEnd: 2008-09-05T14:45:00+02:00
dTimStart: 2008-09-05T14:00:00+02:00
md: 812
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Checked electrical down hole system before cutting main cable. Cut main cable. Spliced cable to pigtail. Checked electrical system.

Parallel activity: Installed RLGF on F-15

dTimEnd: 2008-09-05T19:00:00+02:00
dTimStart: 2008-09-05T14:45:00+02:00
md: 812
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk and checked equipment.

dTimEnd: 2008-09-05T19:30:00+02:00
dTimStart: 2008-09-05T19:00:00+02:00
md: 812
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Attached penetrator to tubing hanger. 

Parallel activity: Continuing BOP test to 15k.
                         Installed 4 tension cylinders F-15,

dTimEnd: 2008-09-05T20:00:00+02:00
dTimStart: 2008-09-05T19:30:00+02:00
md: 812
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Leak tested penetrator "O"-rings in tubing hanger, to 69 bars for 10 minutes. Checked electrical system.

dTimEnd: 2008-09-05T20:45:00+02:00
dTimStart: 2008-09-05T20:00:00+02:00
md: 812
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed Master bushing. RIH with Tubing Hanger and landed off at surface well head. 20.9m. 

dTimEnd: 2008-09-05T21:30:00+02:00
dTimStart: 2008-09-05T20:45:00+02:00
md: 834
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Checked electrical system. Cable resistance 2000 mega OHM. Released test lead. Installed master bushing. Backed off landing string, pulled out and laid down landing string.

dTimEnd: 2008-09-05T22:30:00+02:00
dTimStart: 2008-09-05T21:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed casing tong. Rigged down tubing handling equipment. Laid out running tool.

dTimEnd: 2008-09-05T23:45:00+02:00
dTimStart: 2008-09-05T22:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to rig down ESP electrical cable and sheave from derrick.

dTimEnd: 2008-09-06T00:00:00+02:00
dTimStart: 2008-09-05T23:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: