Daily Drilling Report
Well: NO 15/9-F-11 A
Report period: 2013-05-24T00:00:00+02:00 to 2013-05-25T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-03-07T17:30:00+01:00
dateDrillComplete: 2013-05-28
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-05-25T00:00:00+02:00
dTimDiaHoleStart: 2013-05-24T14:30:00+02:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Mix and pump P&A plug.
POOH with 3 1/2" stinger while WOC.
Perform BOP test while WOC.
RIH with stinger while WOC.
Mix and pump kick off cement plug.
hpht: 0
md: 3762
mdCsgLast: 2570.7
mdDiaHoleStart: 3762
mdPlanned: -999.99
mdPlugTop: 3389
mdStrengthForm: 2574
presTestType: formation integrity test
reportNo: 10
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Pumped / pulled OOH with 8 1/2" BHA and laid down same.
Made up and RIH with 3 1/2" cement stinger.
Circulated and conditioned mud prior to cement job.
tightWell: 0
tvdCsgLast: 2442
tvdStrengthForm: 2442
waterDepth: 91
wellheadElevation: 0
Drilling fluid:
dTim: 2013-05-24T12:00:00+02:00
density: 1.32
locationSample: Active pit
md: 3762
mudClass: oil based
presBopRating: 345
pv: 39
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 12.5
Pore pressure:
Survey stations:
Activities:
comments: Pumped OOH with 8 1/2" BHA on 5 1/2" DP from 2896 m MD to 2563 m MD at 1000 liter/min, 48-50 bar.
dTimEnd: 2013-05-24T01:30:00+02:00
dTimStart: 2013-05-24T00:00:00+02:00
md: 2563
phase: fixed
proprietaryCode: interruption -- wait
state: ok
stateDetailActivity: success
comments: Flowchecked well for 15 minutes inside 14" casing shoe, static.
dTimEnd: 2013-05-24T02:00:00+02:00
dTimStart: 2013-05-24T01:30:00+02:00
md: 2563
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" BHA on 5 1/2" DP from 2563 m MD to 182m MD at restricted speed due to swab simulations.
Held pre-job meeting prior to change handling equipment.

dTimEnd: 2013-05-24T07:00:00+02:00
dTimStart: 2013-05-24T02:00:00+02:00
md: 182
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed flowcheck prior to pull BHA through BOP.
Changed handling equipment.
dTimEnd: 2013-05-24T07:30:00+02:00
dTimStart: 2013-05-24T07:00:00+02:00
md: 182
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" BHA from 182 m MD to 45 m MD.
Held toolbox talk prior to handle radioactive source.

dTimEnd: 2013-05-24T10:00:00+02:00
dTimStart: 2013-05-24T07:30:00+02:00
md: 45
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Removed radioactive source.
dTimEnd: 2013-05-24T10:30:00+02:00
dTimStart: 2013-05-24T10:00:00+02:00
md: 45
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Plugged into OnTrack and verifyed  tool string.
dTimEnd: 2013-05-24T11:30:00+02:00
dTimStart: 2013-05-24T10:30:00+02:00
md: 45
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH and laid down 8 1/2" BHA from 45 m MD to surface.
dTimEnd: 2013-05-24T13:30:00+02:00
dTimStart: 2013-05-24T11:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drillfloor.
Performed Pre-job meeting prior to rig up and run 3 1/2" DP stinger.
Changed to 3 1/2" handling equipment.
dTimEnd: 2013-05-24T14:30:00+02:00
dTimStart: 2013-05-24T13:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Made up and RIH with muleshoe on 3 1/2" from surface to 380 m MD.
Changed to 5 1/2" DP handling equipment.
dTimEnd: 2013-05-24T19:30:00+02:00
dTimStart: 2013-05-24T14:30:00+02:00
md: 2255
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: RIH with 3 1/2" stinger on 5 1/2" DP from 380 m MD to 3200 m MD. 
Average tripping speed 940 meter/hour.
Filled pipe at 2570 meters.
dTimEnd: 2013-05-24T22:30:00+02:00
dTimStart: 2013-05-24T19:30:00+02:00
md: 3200
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Connected TDS and washed down with 3 1/2" stinger from 3200 m MD with 500 liter/min, 30 bar, tagged bottom at 3762 m MD.

dTimEnd: 2013-05-24T23:00:00+02:00
dTimStart: 2013-05-24T22:30:00+02:00
md: 3762
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Laid out single.
Made up side entry sub assembly with DPSV's.
dTimEnd: 2013-05-24T23:30:00+02:00
dTimStart: 2013-05-24T23:00:00+02:00
md: 3754
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
comments: Circulated and conditioned mud with 2400 liter/min, 233 bar, 60 rpm, 13-16 kNm, reciprocated pipe from 3754 m MD to 3720 m MD.
dTimEnd: 2013-05-25T00:00:00+02:00
dTimStart: 2013-05-24T23:30:00+02:00
md: 3754
phase: fixed
proprietaryCode: drilling -- other
state: ok
stateDetailActivity: success
Lithology and shows: