Daily Drilling Report
Well: NO 15/9-F-1
Report period: 2013-08-17T00:00:00+02:00 to 2013-08-18T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-28T00:00:00+01:00
dateDrillComplete: 2013-08-20
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-08-18T00:00:00+02:00
dTimDiaHoleStart: 2013-08-14T11:00:00+02:00
diaHole: 8.5
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: RIH with 8 1/2" logging BHA on DP.
Slip & cut drill line.
Circulate 3 x bottoms up.
Take pressure points.
POOH with 8 1/2" logging BHA.
hpht: 0
md: 3632
mdCsgLast: 2595.4
mdDiaHoleStart: 2605
mdPlanned: -999.99
mdStrengthForm: 2605
presTestType: formation integrity test
reportNo: 32
ropCurrent: -999.99
strengthForm: 1.55
sum24Hr: Relogged interval from 3496 m to 3349 m.
POOH with 8 1/2" drilling BHA.
RIH with 8 1/2" logging BHA.
tightWell: 0
tvd: 3328
tvdCsgLast: 2446.8
tvdStrengthForm: 2459.2
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-08-17T10:00:00+02:00
density: 1.32
locationSample: Flowline
md: 3632
mudClass: oil based
presBopRating: 345
pv: 31
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 8
dTim: 2013-08-17T01:00:00+02:00
density: 1.32
locationSample: Active pit
md: 3632
mudClass: oil based
presBopRating: 345
pv: 35
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 10
Pore pressure:
dTim: 2013-08-18T00:00:00+02:00
equivalentMudWeight: .85
md: 2631
readingKind: estimated
dTim: 2013-08-18T00:00:00+02:00
equivalentMudWeight: 1.28
md: 3319
readingKind: estimated
dTim: 2013-08-18T00:00:00+02:00
equivalentMudWeight: 1
md: 3632
readingKind: estimated
Survey stations:
Activities:
comments: Run back to bottom. POOH wet with 8 1/2" BHA on 5 1/2" DP from 3632 m to 2450 m.
Performed pre-job meeting prior to re-logging for 15 minutes.
dTimEnd: 2013-08-17T00:30:00+02:00
dTimStart: 2013-08-17T00:00:00+02:00
md: 3390
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Re-logged interval from 3390 m to 3349 m with 2450 liter/min, 210 bar, 90 rpm, 12-21 kNm.
dTimEnd: 2013-08-17T02:30:00+02:00
dTimStart: 2013-08-17T00:30:00+02:00
md: 3349
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: RIH with 8 1/2" BHA on 5 1/2" DP from 3349 m to 3632 m.
dTimEnd: 2013-08-17T03:30:00+02:00
dTimStart: 2013-08-17T02:30:00+02:00
md: 3632
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: Filled pipe, observed pressure increase, worked string clear.
Circulated with 2450 liter/min, 215 bar, 140 rpm, 12-19 kNm.
dTimEnd: 2013-08-17T04:30:00+02:00
dTimStart: 2013-08-17T03:30:00+02:00
md: 3632
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: Dropped gyro and pumped down same with 500 liter/min, 20 bar, 20 rpm, 12-18 kNm.
dTimEnd: 2013-08-17T05:00:00+02:00
dTimStart: 2013-08-17T04:30:00+02:00
md: 3632
phase: fixed
proprietaryCode: formation evaluation -- log
state: ok
stateDetailActivity: success
comments: Flow checked well for 10 minutes, OK.
dTimEnd: 2013-08-17T05:15:00+02:00
dTimStart: 2013-08-17T05:00:00+02:00
md: 3632
phase: fixed
proprietaryCode: drilling -- pressure detection
state: ok
stateDetailActivity: success
comments: POOH wet with 8 1/2" BHA on 5 1/2" DP from 3632 m to 2706 m.
Worked tight spots at 3472, 3126, 3075, 3064, 3028 meter.
Restricted pulling speed 2 min/stand.
Took gyro readings / shoots.
dTimEnd: 2013-08-17T10:30:00+02:00
dTimStart: 2013-08-17T05:15:00+02:00
md: 2706
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Pumped 4 m3 1,56 sg slug with 1000 liter/min, 22 bar.
dTimEnd: 2013-08-17T10:45:00+02:00
dTimStart: 2013-08-17T10:30:00+02:00
md: 2706
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" BHA on 5 1/2" DP from 2706 m to 2596 m.
Restricted pulling speed 2-1 min/stand.
Took gyro readings / shoots.
dTimEnd: 2013-08-17T11:30:00+02:00
dTimStart: 2013-08-17T10:45:00+02:00
md: 2596
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flow checked well for 10 min, OK.
dTimEnd: 2013-08-17T11:45:00+02:00
dTimStart: 2013-08-17T11:30:00+02:00
md: 2596
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" BHA on 5 1/2" DP from 2596 m to 203 m.
Took gyro readings / shoots as required
dTimEnd: 2013-08-17T16:00:00+02:00
dTimStart: 2013-08-17T11:45:00+02:00
md: 203
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Flow checked well for 10 min, OK.
Held pre-job meeting prior to handling BHA.
dTimEnd: 2013-08-17T16:30:00+02:00
dTimStart: 2013-08-17T16:00:00+02:00
md: 203
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Retrieved Gyro from string.
dTimEnd: 2013-08-17T16:45:00+02:00
dTimStart: 2013-08-17T16:30:00+02:00
md: 206
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH with 8 1/2" BHA on 5 1/2" HWDP / DC from 203 m to 52 m.
Racked back / laid down BHA.
dTimEnd: 2013-08-17T18:15:00+02:00
dTimStart: 2013-08-17T16:45:00+02:00
md: 52
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to handling radioactive source.
dTimEnd: 2013-08-17T18:30:00+02:00
dTimStart: 2013-08-17T18:15:00+02:00
md: 52
phase: fixed
proprietaryCode: drilling -- drill
state: ok
stateDetailActivity: success
comments: Removed radioactive source from BHA.
dTimEnd: 2013-08-17T19:00:00+02:00
dTimStart: 2013-08-17T18:30:00+02:00
md: 52
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Held pre-job meeting for 15 minutes.
POOH and broke down 8 1/2" BHA from 52 m to 45 m.

dTimEnd: 2013-08-17T19:30:00+02:00
dTimStart: 2013-08-17T19:00:00+02:00
md: 45
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Down loaded data from MWD tool.
dTimEnd: 2013-08-17T20:30:00+02:00
dTimStart: 2013-08-17T19:30:00+02:00
md: 45
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: POOH and broke down 8 1/2" BHA from 45 m to surface.
dTimEnd: 2013-08-17T21:45:00+02:00
dTimStart: 2013-08-17T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Cleaned and cleared drill floor.

dTimEnd: 2013-08-17T22:00:00+02:00
dTimStart: 2013-08-17T21:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- trip
state: ok
stateDetailActivity: success
comments: Picked up and made up 8 1/2"  BHA, RIH from surface to 21 meter.
dTimEnd: 2013-08-18T00:00:00+02:00
dTimStart: 2013-08-17T22:00:00+02:00
md: 21
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
Lithology and shows: