Daily Drilling Report
Well: NO 15/9-F-14
Report period: 2009-03-08T00:00:00+01:00 to 2009-03-09T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-11-04T00:00:00+01:00
dateDrillComplete: 2008-06-15
daysBehind: 1.6
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-03-09T00:00:00+01:00
dTimDiaHoleStart: 2009-03-06T18:30:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Equalize DHSV. Open SV. RIH to ~2500 m MD and commence PLT logging according to program.
hpht: 0
md: 3750
mdCsgLast: 3695
mdPlanned: -999.99
mdPlugTop: 3654
mdStrengthForm: 2788
presTestType: formation integrity test
reportNo: 3
ropCurrent: -999.99
strengthForm: 1.56
sum24Hr: Waited on handover of well f-14. Recieved well from production at 19:00. Hooked up local control panel and connected riser. Hooked up BOP control hose and calibrated BOP. Hooked up bleed off manifold and tested same. Tested XMT cross. Rigged up WL and made up toolstring. Tested WL rig up 30/200 bar 5/10 min - ok. Tested check valve for flowback - ok. Pumped MEG to equalize DHSV.
tightWell: 0
tvd: 3158.5
tvdCsgLast: 3123.4
tvdStrengthForm: 2728.4
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2009-03-08T23:59:00+01:00
density: 1.03
locationSample: Active pit
md: -999.99
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Waited on handover of well F-14.

Meanwhile :
-Dismantled drilling BOP components

dTimEnd: 2009-03-08T06:00:00+01:00
dTimStart: 2009-03-08T00:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
comments: Waited on handover of well F-14.

Meanwhile :
-Prepeared for WL operation
-Dismantled drilling BOP components
dTimEnd: 2009-03-08T19:00:00+01:00
dTimStart: 2009-03-08T06:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- wait
state: ok
stateDetailActivity: success
comments: Performed toolbox for commencing WL operations.
dTimEnd: 2009-03-08T19:30:00+01:00
dTimStart: 2009-03-08T19:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Hooked up local control to HMV and DHSV. Shifted valve on HMV quick dump. Removed cap on KVW and rigged up bleed off line/manifold. Checked for pressure and removed treecap.
dTimEnd: 2009-03-08T20:30:00+01:00
dTimStart: 2009-03-08T19:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Removed lid on WL hatch and came down with WL riser. Adjusted WL hatch a few inches to starboard due to clash with WL riser. Landed WL riser on top of XMT and made up quick union. Hooked up BOP and tested hoses / calibrated rams (function test) - ok.
dTimEnd: 2009-03-08T21:30:00+01:00
dTimStart: 2009-03-08T20:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Lined up to flush cement line. Flushed line from cement unit to XMT with MEG taking returns through closed drain.
dTimEnd: 2009-03-08T22:00:00+01:00
dTimStart: 2009-03-08T21:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Performed line test to 30/200 bar 5/10 min against closed KWV. Obtained test <1% drop 10 min. Bled off pressure to closed drain. Bled off pressure on production flowline and vented same for continued testing.
dTimEnd: 2009-03-08T23:30:00+01:00
dTimStart: 2009-03-08T22:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
comments: Installed cap on WL riser. Lined up and filled WL riser with MEG from cement unit. Filled riser until fluid returns through needle valve on riser cap.
dTimEnd: 2009-03-09T00:00:00+01:00
dTimStart: 2009-03-08T23:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- rig up/down
state: ok
stateDetailActivity: success
Lithology and shows: