Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2016-09-28T00:00:00+02:00 to 2016-09-29T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-09-29T00:00:00+02:00
dTimDiaHoleStart: 2016-09-18T05:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: REPORTING ON F-9A
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2853
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 11
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: - Placed balanced cement plug in 14in casing
- N/D BOP
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: P/U and M/U side entry sub assembly, installed cement hose
dTimEnd: 2016-09-28T00:15:00+02:00
dTimStart: 2016-09-28T00:00:00+02:00
md: 853
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to place balanced cement plug
dTimEnd: 2016-09-28T00:30:00+02:00
dTimStart: 2016-09-28T00:15:00+02:00
md: 853
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped 10m3 wash pill. Staged up rate to 2200l/min - 16bar
dTimEnd: 2016-09-28T00:45:00+02:00
dTimStart: 2016-09-28T00:30:00+02:00
md: 853
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Balanced cement plug (755 m - 855 m ): Mixed and pumped 8 m3 of 1,95 SG cement slurry, 600 l/min. Zeroed volume counters. Displaced the cement with 9m3. 1000 l/min - 12 bar. Caught up with cement, pressure increased to 25bar. Theoretical TOC 755 m MD
dTimEnd: 2016-09-28T01:30:00+02:00
dTimStart: 2016-09-28T00:45:00+02:00
md: 853
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pulled out of cement to 655m at 2 min/stand.
dTimEnd: 2016-09-28T02:00:00+02:00
dTimStart: 2016-09-28T01:30:00+02:00
md: 655
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: M/U pup w/ pre-installed sponge ball. Circulated above cement plug at 3300 l/min - 30 bar, 50 RPM. Diverted returns overboard. Total circulated 75m3 (1,7x BU)
dTimEnd: 2016-09-28T02:45:00+02:00
dTimStart: 2016-09-28T02:00:00+02:00
md: 655
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: POOH w/ MST tool from 655m to surface. Average tripping speed of 870 m/hour
dTimEnd: 2016-09-28T03:30:00+02:00
dTimStart: 2016-09-28T02:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Removed PS21 and installed master bushing
dTimEnd: 2016-09-28T03:45:00+02:00
dTimStart: 2016-09-28T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Broke off stand#1 and R/B same, L/D MST tool
dTimEnd: 2016-09-28T04:15:00+02:00
dTimStart: 2016-09-28T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: M/U BOP jetting tool to stand#1. Jet BOP 1400l/min - 24 bar - 40 rpm. Function tested BOP. L/D BOP jetting tool and R/B DP stand
dTimEnd: 2016-09-28T05:15:00+02:00
dTimStart: 2016-09-28T04:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to N/D diverter
dTimEnd: 2016-09-28T05:30:00+02:00
dTimStart: 2016-09-28T05:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Drained riser, meanwhile removed BX elevators and rotator. Installed lifting chains for diverter to bails
dTimEnd: 2016-09-28T06:00:00+02:00
dTimStart: 2016-09-28T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled master bushing and outer ring, attached lifting chains to diverter. Bled down pressure on diverter, disconnected overshot hose
dTimEnd: 2016-09-28T07:00:00+02:00
dTimStart: 2016-09-28T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Pulled diverter and secured same on DP set back area
dTimEnd: 2016-09-28T08:00:00+02:00
dTimStart: 2016-09-28T07:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Disconnected and pull slick joint to rig floor. Meanwhile hook up bleed off line to F-09
dTimEnd: 2016-09-28T09:30:00+02:00
dTimStart: 2016-09-28T08:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to release BOP tension system
dTimEnd: 2016-09-28T09:45:00+02:00
dTimStart: 2016-09-28T09:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed BOP tension cylinders. Meanwhile continued w/ pumping drilling slop batch#6 on F-4. Total preflush pumped of 70m3 (before batch#6), started pumping drilling slop, Batch#6, 1000l/min - 140bar
dTimEnd: 2016-09-28T11:15:00+02:00
dTimStart: 2016-09-28T09:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Skidded BOP from well center to test stump. Meanwhile perform maintenance on FWD PRS. Emptied skimmer tank
dTimEnd: 2016-09-28T12:00:00+02:00
dTimStart: 2016-09-28T11:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Dismantled scaffolding from well center. Meanwhile performed maintenance on FWD PRS
dTimEnd: 2016-09-28T12:45:00+02:00
dTimStart: 2016-09-28T12:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed master bushing and outer ring in RKB
dTimEnd: 2016-09-28T13:00:00+02:00
dTimStart: 2016-09-28T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed Pre-job Meeting to L/D high pressure riser
dTimEnd: 2016-09-28T13:15:00+02:00
dTimStart: 2016-09-28T13:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Connected lifting gear and pulled HP riser, L/D same
dTimEnd: 2016-09-28T14:15:00+02:00
dTimStart: 2016-09-28T13:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed split hatches on F-11 and installed solid cover. Meanwhile ventilated gas from annulus on F-09 to rig choke. Meanwhile finished w/ pumping postflush after batch#6 of drilling slop on F-4. Total drilling slop pumped for batch#6 of 123m3, postflush pumped of 140m3 (after batch#5), 1000l/min - 137bar 

REPORTING ON F-9A
dTimEnd: 2016-09-28T16:15:00+02:00
dTimStart: 2016-09-28T14:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: