Daily Drilling Report
Well: NO 15/9-19 A
Report period: 1997-10-13T00:00:00+02:00 to 1997-10-14T00:00:00+02:00
Wellbore info:
dTimSpud: 1997-07-25T00:00:00+02:00
dateDrillComplete: 1997-08-30
daysBehind: 81
operator: Statoil
rigAlias: name: BYFORD DOLPHIN
name: 341331
Status:
dTim: 1997-10-14T00:00:00+02:00
dTimDiaHoleStart: 1997-08-30T02:00:00+02:00
distDrill: -999.99
elevKelly: 25
fixedRig: false
forecast24Hr: - POOH W/ ATLAS CABLE. TROUBLE-SHOOT.
- COMPLETE SCHLUMB. MDT-LOG
- PERFORATE ADDITIONAL 4 LEVELS W/ ATLAS PERF. GUN
- RUN SCHLUMB. MDT-LOG
hpht: 0
md: 4131
mdCsgLast: 4643
mdDiaHoleStart: 4131
mdKickoff: 2178
mdPlanned: -999.99
reportNo: 82
ropCurrent: -999.99
sum24Hr: RAN SCHLUMBERGER MDT LOG ON DRILL-PIPE. HAD FAILURE ON CABLE CONTACT
WITH MDT ASSEMBLY. WORKED TO SOLVE PROBLEM.
tightWell: 0
tvd: 3319
waterDepth: 84
wellheadElevation: 106.5
Drilling fluid:
dTim: 1997-10-13T20:00:00+02:00
density: 1.47
locationSample: Flowline
md: 4131
mudClass: other
presBopRating: 999
pv: 52
type: ULTIDRILL
visFunnel: 85
yp: 14
Pore pressure:
dTim: 1997-10-14T00:00:00+02:00
equivalentMudWeight: 1.15
md: 3955
readingKind: estimated
Survey stations:
Activities:
comments: M/U SCHLUMB. MDT TOOL STRING.
dTimEnd: 1997-10-13T01:30:00+02:00
dTimStart: 1997-10-13T00:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: CONNECTED CABLE TO SCHLUMB. MDT TOOL STRING. TESTED SIGNALS. GOT INDIC. OF CONTACT FAILURE IN TOOL STRING.
dTimEnd: 1997-10-13T02:30:00+02:00
dTimStart: 1997-10-13T01:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: WORKED TO SOLVE CONTACT FAILURE IN SCHLUMB. MDT TOOL STRING.
dTimEnd: 1997-10-13T06:00:00+02:00
dTimStart: 1997-10-13T02:30:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: fail
stateDetailActivity: equipment failure
comments: WORKED TO SOLVE CONTACT FAILURE IN SCHLUMB. MDT TOOL STRING. FOUND CONTACT FAILURE ON CHAMBRE MODULE. REPAIRED SAME. TESTED MDT ASSY.
dTimEnd: 1997-10-13T07:30:00+02:00
dTimStart: 1997-10-13T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: interruption -- other
state: fail
stateDetailActivity: equipment failure
comments: M/U SCHLUMB. MDT TOOL STRING TO 3-1/2" DP AND RIH, SPEED: 2 MIN/STD. FILLED PIPE EVERY 3. STD, BROKE CIRC. EVETY 10. STD. RIH TO 3602 M.
dTimEnd: 1997-10-13T22:00:00+02:00
dTimStart: 1997-10-13T07:30:00+02:00
md: 3602
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
comments: LAUNCHED LOCOMOTIVE INTO DP, INSTALLED SIDE ENTRY SUB. RAN/PUMPED LOCOMOTIVE INSIDE 3-1/2" DP ON ATLAS CABLE.
dTimEnd: 1997-10-14T00:00:00+02:00
dTimStart: 1997-10-13T22:00:00+02:00
md: 3602
phase: wire line
proprietaryCode: workover -- wire line
state: ok
stateDetailActivity: success
Lithology and shows: