Daily Drilling Report
Well: NO 15/9-F-12
Report period: 2008-02-03T00:00:00+01:00 to 2008-02-04T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-15T00:00:00+01:00
dateDrillComplete: 2007-08-26
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-02-04T00:00:00+01:00
dTimDiaHoleStart: 2008-02-02T23:45:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Retrieve dart and BPV.  Inflow test LMV and HMV. Commence commising XMT (offline activity). Skid cantiler to F4.
hpht: 0
md: 3520
mdCsgLast: 3519
mdDiaHoleStart: 3520
mdPlanned: -999.99
mdStrengthForm: 3116
presTestType: formation integrity test
reportNo: 132
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: Installed the WH extension spool, Xmas tree and the production Co-flex hose.
tightWell: 0
tvd: 3107.4
tvdCsgLast: 3107.8
tvdStrengthForm: 2863
waterDepth: 91
wellheadElevation: 138.6
Drilling fluid:
dTim: 2008-02-03T20:00:00+01:00
density: 1.03
locationSample: Reserve pit
md: 3520
mudClass: other
presBopRating: 690
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
dTim: 2008-02-04T00:00:00+01:00
equivalentMudWeight: 1.03
md: 3520
readingKind: estimated
Survey stations:
Activities:
comments: Terminated the control line in the well head.

dTimEnd: 2008-02-03T04:30:00+01:00
dTimStart: 2008-02-03T00:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed the spacer spool. Found the protection cover for hydraulic outlets at the master bushing laying on the well cover on XMT deck.

dTimEnd: 2008-02-03T05:00:00+01:00
dTimStart: 2008-02-03T04:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held time out regarding dropped object from drill floor to the well head: 20m, 5 kg. 

dTimEnd: 2008-02-03T05:30:00+01:00
dTimStart: 2008-02-03T05:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to install the master bushing and installed same.
dTimEnd: 2008-02-03T06:00:00+01:00
dTimStart: 2008-02-03T05:30:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed master bushing.

dTimEnd: 2008-02-03T06:30:00+01:00
dTimStart: 2008-02-03T06:00:00+01:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Installed extension spool and torqued up same. Pressure tested void to 30/345 bars 5/10 min. Pressure tested VG 63 seal 35 bars 10 min. Installed gauge outlet. Meanwhile had time out with dayshift regarding dropped object.

dTimEnd: 2008-02-03T15:30:00+01:00
dTimStart: 2008-02-03T06:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to R/D scaffolding and removal of hatch cover. Performed same.

dTimEnd: 2008-02-03T17:30:00+01:00
dTimStart: 2008-02-03T15:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to pick up and installation of the X-mas tree.

dTimEnd: 2008-02-03T17:45:00+01:00
dTimStart: 2008-02-03T17:30:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up, landed, orientated and installed the X-mas tree. Installed WV spool outlet and production co-flex hose.

dTimEnd: 2008-02-04T00:00:00+01:00
dTimStart: 2008-02-03T17:45:00+01:00
md: 0
phase: fixed
proprietaryCode: completion -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: