Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2013-07-22T00:00:00+02:00 to 2013-07-23T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-07-23T00:00:00+02:00
dTimDiaHoleStart: 2013-07-22T14:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: 4770
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 56
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Performed pressure testing of valves on F-11 Xmas tree in preparation for handover to production department.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Started reporting rig activity on F-1 at 23:00hrs on 21.07.2013

Prepared for final pressure test on F-11B Xmas tree before handover to production department.
Performed testing on tree as follows:

- Filled Xmas tree with MEG using MEG injection pump. Pressure tested tree cap to 30/200 bar for 5/10min, good test.
- Pressure tested Swab valve to 30/200 bar for 5/10 mi, good test
- Bullheaded 3 m3 MEG into tubing using MEG injection pump, followed by 6,6 m3 packer fluid using cement pump and 1,2 m3 MEG with MEG injection pump. Closed DHSV and inflow tested same for 30 min, good test.

Suspended further testing on F-11 tree until F-1 26" section below DHSV   

dTimEnd: 2013-07-22T18:00:00+02:00
dTimStart: 2013-07-22T14:00:00+02:00
md: 4768.7
phase: fixed
proprietaryCode: completion -- other
state: ok
stateDetailActivity: success
Lithology and shows: