Daily Drilling Report
Well: NO 15/9-F-7
Report period: 2007-10-08T00:00:00+02:00 to 2007-10-09T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-05-01T00:00:00+02:00
dateDrillComplete: 2007-10-04
daysBehind: 4.8
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-10-09T00:00:00+02:00
dTimDiaHoleStart: 2007-10-08T12:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Complete making up the ESP pump equipment. Run in with ESP on 7 5/8" tubing. MU hanger FAST swivel assembly. Orient hanger and lock quick connector. Space out penetrator cable. Cut cable. Make splice. Install penetrator in hanger. Leak test between seals on penetrator. MU tubing hanger running tool. Prepare to land hanger. Run in and land hanger. Leak test. Nipple down diverter and surface riser. Install tubing bonnet, spacer spool and ball valve assembly. Leak test. Terminate cable. Install XMT
hpht: 0
md: 1085
mdCsgLast: 1062
mdDiaHoleStart: 1083
mdPlanned: -999.99
mdStrengthForm: 0
reportNo: 25
ropCurrent: -999.99
strengthForm: 0
sum24Hr: POOH with the Swabbing assemblies from 530 m to surface. RIH and retrieved the bowl protector at 20.61 m.  Jet washed the surface well head. Perform dummy run with the tubing hanger, landed same and documented orientation. Racked tubing hanger back in the derrick. Rigged up surface equipment for handling the ESP equipment. Made up ESP assemblies and tested same.
tightWell: 0
tvd: 1077
tvdCsgLast: 1056.7
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 139.7
Drilling fluid:
dTim: 2007-10-08T15:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 1083
mudClass: other
presBopRating: 0
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Pulled the string up to 1026 m, having the upper swab cup inside the 9 5/8" blank pipe. Opened stand pipe valve. Pumped 30 m³ 1.03 SG brine, to ensure that the remaining Citric acid was bull headed into the formation. Pumping rate 420 lpm 5 bars SPP.
dTimEnd: 2007-10-08T01:30:00+02:00
dTimStart: 2007-10-08T00:00:00+02:00
md: 1026
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled the string to 900 m having the bottom swab cup inside the 9 5/8" blank pipe. Displaced the remaining citric acid into the formation by pumping 20 m³ 1.03 SG packer fluid.
dTimEnd: 2007-10-08T03:15:00+02:00
dTimStart: 2007-10-08T01:30:00+02:00
md: 900
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Pulled the string up to 840 m above the PBR. Lined up to trip tank and established loss rate, loss rate 400 lpm.
dTimEnd: 2007-10-08T04:30:00+02:00
dTimStart: 2007-10-08T03:15:00+02:00
md: 840
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: POOH with the Swabbing assemblies from 840 m to 731 m. As POOH filled the well with 1.03 SG packer fluid.
dTimEnd: 2007-10-08T05:15:00+02:00
dTimStart: 2007-10-08T04:30:00+02:00
md: 731
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Stand threads got caught in box, when picking up with PRS. Freed the stand from box. Inspected the dies and the rollers on PRS head.
dTimEnd: 2007-10-08T05:45:00+02:00
dTimStart: 2007-10-08T05:15:00+02:00
md: 731
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: operation failed
comments: Continued POOH with the Swabbing assemblies from 731 m to 530 m. As POOH filled the well with 1.03 SG packer fluid.
dTimEnd: 2007-10-08T06:00:00+02:00
dTimStart: 2007-10-08T05:45:00+02:00
md: 530
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Continued POOH with the Swabbing assemblies from 530 m to surface. Laid out the two Swabbing assemblies.
dTimEnd: 2007-10-08T08:15:00+02:00
dTimStart: 2007-10-08T06:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- circulating conditioning
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to retrieving the bowl protector. Removed master bushing and pulled 18" diverter inserts.
dTimEnd: 2007-10-08T08:45:00+02:00
dTimStart: 2007-10-08T08:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: RIH and retrieved the bowl protector at 20.61 m. POOH and laid out same. Installed the master bushing.
dTimEnd: 2007-10-08T09:00:00+02:00
dTimStart: 2007-10-08T08:45:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up the jetting tool. Ran in and washed the surface well head area (1500 lpm/5 rpm) total pumped 8 m³ packer fluid. Pulled out and laid out jetting tool.
dTimEnd: 2007-10-08T10:30:00+02:00
dTimStart: 2007-10-08T09:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to perform dummy run with the tubing hanger. Cleared rig floor and picked up and made up tubing hanger. Ran in and landed the tubing hanger, documented the orientation. Pulled out with tubing hanger and racked back in the derrick.
dTimEnd: 2007-10-08T12:45:00+02:00
dTimStart: 2007-10-08T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to rig up. Rigged up surface equipment for handling the ESP equipment, casing tong, goose neck and cable.
dTimEnd: 2007-10-08T19:00:00+02:00
dTimStart: 2007-10-08T12:45:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to picking up the ESP motor. Picked up same.
dTimEnd: 2007-10-08T20:30:00+02:00
dTimStart: 2007-10-08T19:00:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Serviced the motor and evacuated the air
dTimEnd: 2007-10-08T21:15:00+02:00
dTimStart: 2007-10-08T20:30:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Installed protector joint, ESP pump, discharge pressure assembly and x-o 9 5/8" x 7 5/8".
dTimEnd: 2007-10-09T00:00:00+02:00
dTimStart: 2007-10-08T21:15:00+02:00
md: 0
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: