Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2013-12-03T00:00:00+01:00 to 2013-12-04T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2013-12-04T00:00:00+01:00
dTimDiaHoleStart: 2013-12-02T15:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run 7" liner M/U liner hanger. RIH with 7" liner on 5 1/2" DP.
hpht: 0
md: 4685
mdCsgLast: 3294.7
mdDiaHoleStart: 4685
mdPlanned: -999.99
mdStrengthForm: 3302
presTestType: formation integrity test
reportNo: 24
ropCurrent: -999.99
strengthForm: 1.6
sum24Hr: L/U 7" liner joint no. 155. L/O primary landing/float joint. R/D Weatherford casing tong. P/U back up casing tong from deck and installed same. P/U and M/U landing collar/float joint. RIH with 7" liner from 60 m to 118 m. Performed Time out for safety regarding red zone policy. RIH with 7" liner from 118 m to 423 m.
tightWell: 0
tvd: 3212.3
tvdStrengthForm: 2848
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2013-12-03T09:00:00+01:00
density: 1.32
locationSample: Flowline
md: 4685
mudClass: oil based
presBopRating: 345
pv: 33
tempHthp: 120
type: Enviromul Yellow
visFunnel: -999.99
yp: 13.5
Pore pressure:
Survey stations:
Activities:
comments: L/U 7" liner joint no. 155 due to damaged threads.
dTimEnd: 2013-12-03T00:15:00+01:00
dTimStart: 2013-12-03T00:00:00+01:00
md: 60
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Attempted to break out collar on float pup, no success due to missing jaws size for breaking out collars.
dTimEnd: 2013-12-03T02:15:00+01:00
dTimStart: 2013-12-03T00:15:00+01:00
md: 60
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: L/O primary landing/float joint. Backed out with chain tongs.
dTimEnd: 2013-12-03T02:45:00+01:00
dTimStart: 2013-12-03T02:15:00+01:00
md: 48
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Checked box on intermediate joint no. 4 threads ok.
dTimEnd: 2013-12-03T03:00:00+01:00
dTimStart: 2013-12-03T02:45:00+01:00
md: 48
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: P/U back up landing coller/float joint B. Attempted to M/U with Weatherford casing tong no success.
dTimEnd: 2013-12-03T03:30:00+01:00
dTimStart: 2013-12-03T03:00:00+01:00
md: 48
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Weatherford casing crew changed dies and attempted to solve the problem.
dTimEnd: 2013-12-03T04:00:00+01:00
dTimStart: 2013-12-03T03:30:00+01:00
md: 48
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Performed pre-job meeting prior to R/D casing tong.
dTimEnd: 2013-12-03T04:15:00+01:00
dTimStart: 2013-12-03T04:00:00+01:00
md: 48
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: L/U landing collar/float joint.
dTimEnd: 2013-12-03T04:45:00+01:00
dTimStart: 2013-12-03T04:15:00+01:00
md: 48
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Prepared to R/D Weatherford casing tong. Removed HTS rollers and frame.
dTimEnd: 2013-12-03T06:00:00+01:00
dTimStart: 2013-12-03T04:45:00+01:00
md: 48
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Removed casing tong from frame and transferred casing tong to deck.
dTimEnd: 2013-12-03T06:30:00+01:00
dTimStart: 2013-12-03T06:00:00+01:00
md: 48
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: P/U back up casing tong from deck.
dTimEnd: 2013-12-03T07:00:00+01:00
dTimStart: 2013-12-03T06:30:00+01:00
md: 48
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Performed pre-job meeting with crew prior to R/U Weatherford back up casing tong.
dTimEnd: 2013-12-03T07:15:00+01:00
dTimStart: 2013-12-03T07:00:00+01:00
md: 48
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: R/U Weatherford back up casing tong.
dTimEnd: 2013-12-03T09:00:00+01:00
dTimStart: 2013-12-03T07:15:00+01:00
md: 48
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Performed pre-job meeting prior to run 7" liner.
dTimEnd: 2013-12-03T09:15:00+01:00
dTimStart: 2013-12-03T09:00:00+01:00
md: 48
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: P/U and M/U landing collar/float joint. RIH with 7" liner from 60 m to 107 m. Filled every joint.
dTimEnd: 2013-12-03T11:15:00+01:00
dTimStart: 2013-12-03T09:15:00+01:00
md: 107
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed casing tong dies.
dTimEnd: 2013-12-03T11:45:00+01:00
dTimStart: 2013-12-03T11:15:00+01:00
md: 107
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with 7" liner from 107 m to 118 m. Filled every joint.
dTimEnd: 2013-12-03T12:00:00+01:00
dTimStart: 2013-12-03T11:45:00+01:00
md: 118
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed Time out for safety regarding red zone policy.
dTimEnd: 2013-12-03T12:30:00+01:00
dTimStart: 2013-12-03T12:00:00+01:00
md: 118
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed liner running setup to using PRS.
dTimEnd: 2013-12-03T14:00:00+01:00
dTimStart: 2013-12-03T12:30:00+01:00
md: 118
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Function tested Weatherford auto stabber.
dTimEnd: 2013-12-03T14:30:00+01:00
dTimStart: 2013-12-03T14:00:00+01:00
md: 118
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Cleaned and cleared rig floor. Held TOSF.
dTimEnd: 2013-12-03T15:00:00+01:00
dTimStart: 2013-12-03T14:30:00+01:00
md: 118
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner from 118 m to 259 m. Filled every 5th joint. Average running rate 3 joints/hr.
L/U damaged/over torqued joint no. 147 and 148.
dTimEnd: 2013-12-03T19:00:00+01:00
dTimStart: 2013-12-03T15:00:00+01:00
md: 259
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed pre-job/handover meeting with crew.
dTimEnd: 2013-12-03T19:15:00+01:00
dTimStart: 2013-12-03T19:00:00+01:00
md: 259
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner from 259 m to 328 m. Filled every 5th joint. Average running rate 6 joints/hr.
dTimEnd: 2013-12-03T20:15:00+01:00
dTimStart: 2013-12-03T19:15:00+01:00
md: 328
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed casing tong dies and clamps.
dTimEnd: 2013-12-03T20:45:00+01:00
dTimStart: 2013-12-03T20:15:00+01:00
md: 328
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Attempted to change collar on joint no. 130 no success due to spear collar not compatible. L/U damaged/over torqued joint no. 130 and 131.
dTimEnd: 2013-12-03T21:30:00+01:00
dTimStart: 2013-12-03T20:45:00+01:00
md: 328
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 7" liner from 328 m to 411 m. Filled every 5th joint. Average running rate 3,5 joints/hr.
dTimEnd: 2013-12-03T23:30:00+01:00
dTimStart: 2013-12-03T21:30:00+01:00
md: 411
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed casing tong dies.
dTimEnd: 2013-12-03T23:45:00+01:00
dTimStart: 2013-12-03T23:30:00+01:00
md: 411
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: RIH with 7" liner from 411 m to 423 m. Filled every 5th joint. Average running rate 4 joints/hr.
dTimEnd: 2013-12-04T00:00:00+01:00
dTimStart: 2013-12-03T23:45:00+01:00
md: 423
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: