Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2014-01-09T00:00:00+01:00 to 2014-01-10T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2014-01-10T00:00:00+01:00
dTimDiaHoleStart: 2014-01-06T22:00:00+01:00
distDrill: 0
elevKelly: 54.9
fixedRig: false
forecast24Hr: POOH with perforation run #2. L/D toolstring. 
P/U perforation toolstring #3. RIH with same.

hpht: 0
md: 4685
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 56
ropCurrent: -999.99
sum24Hr: Correlated across interval 4582 m to 4594 m. Perforated interval from 4582 m to 4594 m. POOH with perforation string on WL from 4578 m while performed G-ray/CCL logging to 3750 m. POOH and L/D gun assy. P/U perforating assy no. 2 and RIH with same to 4565 m. Correlated first pass.
tightWell: 0
tvd: 3212
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2014-01-10T00:00:00+01:00
density: 1.03
md: -999.99
mudClass: water based
presBopRating: 345
pv: -999.99
type: NaCl brine
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Correlated tool string according to program between 4582 m to 4594 m.
Performed fourth pass and fifth pass up on depth.
dTimEnd: 2014-01-09T01:45:00+01:00
dTimStart: 2014-01-09T00:00:00+01:00
md: 4594
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Bled off pressure on well from 52 bar to 35 bar prior to firing guns.
dTimEnd: 2014-01-09T02:00:00+01:00
dTimStart: 2014-01-09T01:45:00+01:00
md: 4582
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated to position guns at interval 1 from 4582 m to 4594 m. Firing depht 4578 m.
dTimEnd: 2014-01-09T02:15:00+01:00
dTimStart: 2014-01-09T02:00:00+01:00
md: 4578
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval from 4582 m to 4594 m with WHP 35 bar. WHP stabilized at 24,8 bar.
dTimEnd: 2014-01-09T02:30:00+01:00
dTimStart: 2014-01-09T02:15:00+01:00
md: 4578
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH with perforation string on WL from 4578 m while performed G-ray/CCL logging to 3750 m.
dTimEnd: 2014-01-09T03:45:00+01:00
dTimStart: 2014-01-09T02:30:00+01:00
md: 3750
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: POOH with perforation string on WL from 3750 m.
Powered down logging unit.
dTimEnd: 2014-01-09T06:00:00+01:00
dTimStart: 2014-01-09T03:45:00+01:00
md: 230
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Tools in catcher. Closed SV, 9,8 bar SIWHP. Closed HMW.

dTimEnd: 2014-01-09T07:00:00+01:00
dTimStart: 2014-01-09T06:00:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Inflow tested HMV with SIWHP 5 bar for 10 min. Meanwhile performed pre-job meeting prior to R/D lubricator and changing out tool string and L/O guns.
dTimEnd: 2014-01-09T07:30:00+01:00
dTimStart: 2014-01-09T07:00:00+01:00
md: 230
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Bled off pressure in lubricator and purged clean with nitrogen.
dTimEnd: 2014-01-09T08:15:00+01:00
dTimStart: 2014-01-09T07:30:00+01:00
md: 27
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Broke out lubricator at QST. L/D tractor, tool string and guns. Checked and tested new tractor system.
dTimEnd: 2014-01-09T10:45:00+01:00
dTimStart: 2014-01-09T08:15:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed test on tool string prior to P/U perforating run no. 2.
dTimEnd: 2014-01-09T15:45:00+01:00
dTimStart: 2014-01-09T10:45:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Performed pre-job meeting prior to P/U guns, tool string and tractor.
dTimEnd: 2014-01-09T16:00:00+01:00
dTimStart: 2014-01-09T15:45:00+01:00
md: 0
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: P/U guns, tool string and tractor for perforating run no. 2. M/U lubricator at QST.
dTimEnd: 2014-01-09T17:45:00+01:00
dTimStart: 2014-01-09T16:00:00+01:00
md: 26
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Pressure tested lubricator to 250 bar. Filled riser with meg.
dTimEnd: 2014-01-09T18:15:00+01:00
dTimStart: 2014-01-09T17:45:00+01:00
md: 26
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string on WL with 30 m/min according to program.
Toolstring stopped moving at 4100 m / 74,95 deg inclination.
dTimEnd: 2014-01-09T22:15:00+01:00
dTimStart: 2014-01-09T18:15:00+01:00
md: 4100
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: RIH with perforation string on WL using tractor from 4100 m to 4565 m.
WHP increased from 23,9 bar to 110 bar.
dTimEnd: 2014-01-09T23:45:00+01:00
dTimStart: 2014-01-09T22:15:00+01:00
md: 4565
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across interval 4524 m to 4536 m.  
First pass.
dTimEnd: 2014-01-10T00:00:00+01:00
dTimStart: 2014-01-09T23:45:00+01:00
md: 4555
phase: wire line
proprietaryCode: completion -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: