Daily Drilling Report
Well: NO 15/9-F-15 C
Report period: 2009-02-24T00:00:00+01:00 to 2009-02-25T00:00:00+01:00
Wellbore info:
dTimSpud: 2009-01-19T00:00:00+01:00
dateDrillComplete: 2009-02-14
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-02-25T00:00:00+01:00
dTimDiaHoleStart: 2009-02-18T23:15:00+01:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Complete feeding control lines through the tubing hanger. RIH and land tubing hanger. Set production packer and FLX-packer. Start testing of completion string.
hpht: 0
md: 3232
mdCsgLast: 3231
mdDiaHoleStart: 3232
mdPlanned: -999.99
mdStrengthForm: 2923
presTestType: formation integrity test
reportNo: 37
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: Continued RIH with 7" completion to TOL. Spaced out for tubing hanger and made up same. Started feeding control lines through the tubing hanger.
tightWell: 0
tvd: 3044
tvdCsgLast: 3044
tvdStrengthForm: 2752
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Connected electrical and chemical injection line from above ASV to reel. Pressure tested connection to 690bars / 10 minutes. Adjusted ASV control line pressure to 420bars keeping the ASV valve open. 

Parallel activity: Laid out 56 joints of 7" 29# 13%CrS110 on aft SB bay and measured.
Started rigging up the flow line for F-15A at the WH.

dTimEnd: 2009-02-24T02:00:00+01:00
dTimStart: 2009-02-24T00:00:00+01:00
md: 2317
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed gauge electrical test. Challenge to get a proper test due to rain and wind. 

Parallel activity: Continued rigging up the flow line for F-15A at the WH. And laid out remaining joints of 7" 29# 13%CrS110 on aft SB bay and measured.

dTimEnd: 2009-02-24T04:30:00+01:00
dTimStart: 2009-02-24T02:00:00+01:00
md: 2317
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Performed electrical splice pressure test 690bars 15 min. RIH and set in slips.

dTimEnd: 2009-02-24T06:00:00+01:00
dTimStart: 2009-02-24T04:30:00+01:00
md: 2317
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up and made up DHSV and connected C/L-line and leak tested same to 570 bars 10min. Inspected lines on ASV.
dTimEnd: 2009-02-24T10:00:00+01:00
dTimStart: 2009-02-24T06:00:00+01:00
md: 2346
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Held tool box talk and continued RIH with 7" tubing from 2346m to 2804m. Washed pin and box, inspected threads. Greased up pin/box prior to make up. Laid out 3 joints and changed 2 collars Total rejected 26 joints. Running speed 38m/hour. Tested DHPG every 30 min. 

dTimEnd: 2009-02-24T22:15:00+01:00
dTimStart: 2009-02-24T10:00:00+01:00
md: 2804
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Picked up and made up space out string to TDS.

dTimEnd: 2009-02-24T23:00:00+01:00
dTimStart: 2009-02-24T22:15:00+01:00
md: 2804
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
comments: Verified line up applying 5 bars behind closed IBOP. Opened IBOP broke circulation 160lpm 5 bars. RIH with string. Stopped circulation as pressure built up to 6 bars. Continued RIH and set down 4 MT on no-go ring at 2817.1m. Applied 3 bars to the tubing to verified seal no returns.
dTimEnd: 2009-02-25T00:00:00+01:00
dTimStart: 2009-02-24T23:00:00+01:00
md: 2817.1
phase: fixed
proprietaryCode: completion -- completion string
state: ok
stateDetailActivity: success
Lithology and shows: