Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2015-08-14T00:00:00+02:00 to 2015-08-15T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
daysBehind: 4.7
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-08-15T00:00:00+02:00
dTimDiaHoleStart: 2015-08-05T11:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Rig down W/L equipment
hpht: 0
md: -999.99
mdCsgLast: 4683.6
mdDiaHoleStart: 4685
mdPlanned: -999.99
presTestType: formation integrity test
reportNo: 10
ropCurrent: -999.99
sum24Hr: RIH with perf.run#3 and perforated across interval 3508 m - 3517 m. POOH.
RIH with perf.run#4 and perforated across interval 3483 m - 3491 m.
tightWell: 0
tvdCsgLast: 3212
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued RIH by gravity from 2800 m to 3408m, WHP 83 bar. Toolstring stopped at 3408 m.
Depth:      P/U Weight:
400         2550 lbs 
800         2950 lbs
1200       3500 lbs
1600       4100 lbs
2000       4700 lbs
2400       5400 lbs
2800       5200 lbs
3200       5300 lbs
3407       5300 lbs

Friction factor 0,22
dTimEnd: 2015-08-14T00:45:00+02:00
dTimStart: 2015-08-14T00:00:00+02:00
md: 3408
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH with tractor activated from 3408 m to 3560 m.
dTimEnd: 2015-08-14T02:00:00+02:00
dTimStart: 2015-08-14T00:45:00+02:00
md: 3560
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed 3 orientation passes from 3545 m - 3450 m. Used tractor when RIH.
dTimEnd: 2015-08-14T02:45:00+02:00
dTimStart: 2015-08-14T02:00:00+02:00
md: 3545
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across interval 3545 m - 3450 m. Positioned gun with top shot at 3508 m and bottom shot at 3517 m WHP 83 bar. BHP 289,5 bar.
dTimEnd: 2015-08-14T03:15:00+02:00
dTimStart: 2015-08-14T02:45:00+02:00
md: 3503
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Perforated interval 3508 m - 3518 m. WHP increased to 86 bar. BHP increased to 293 bar.
dTimEnd: 2015-08-14T03:20:00+02:00
dTimStart: 2015-08-14T03:15:00+02:00
md: 3503
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3503 m to surface. Average pulling speed 30m/min.
dTimEnd: 2015-08-14T06:00:00+02:00
dTimStart: 2015-08-14T03:20:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: OOH, closed SV and HMV. Inflow tested HMV. SIWHP bar 86 bar.
dTimEnd: 2015-08-14T06:35:00+02:00
dTimStart: 2015-08-14T06:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Bled of pressure in lubricator and purged R/U with N2 to closed drain. 

dTimEnd: 2015-08-14T08:00:00+02:00
dTimStart: 2015-08-14T06:35:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed TBT for disconnecting lubricator and L/D toolstring.
dTimEnd: 2015-08-14T08:10:00+02:00
dTimStart: 2015-08-14T08:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Disconnected lubricator and L/D BHA #5 (3 1/8'' tractor and 4 1/2'' perf.guns). All shots fired.
dTimEnd: 2015-08-14T09:30:00+02:00
dTimStart: 2015-08-14T08:10:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Spooled out cable. Altus tractor checked BHA components.
dTimEnd: 2015-08-14T09:45:00+02:00
dTimStart: 2015-08-14T09:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Altus tractor and Schlumberger function tested equipment and prepared toolstring for next run.
Meanwhile: Tested cable head.
dTimEnd: 2015-08-14T12:30:00+02:00
dTimStart: 2015-08-14T09:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: M/U BHA#6 for perf.run#4. Added 40 liter Ramex.
dTimEnd: 2015-08-14T13:15:00+02:00
dTimStart: 2015-08-14T12:30:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Leak tested QTS to 20/345 bar 5/10 min. Equlized SV and HMV using MEG. WHP 86 bar.
dTimEnd: 2015-08-14T13:55:00+02:00
dTimStart: 2015-08-14T13:15:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/BHA#6 (3 1/8'' tractor and 4 1/2'' perf.guns) by gravity from surface to 3310 m. WHP 86 bar. Toolstring stopped at 3310 m.
Depth:      P/U Weight:
400         2530 lbs 
800         3100 lbs
1200       3450 lbs
1600       4040 lbs
2000       4530 lbs
2400       4800 lbs
2800       5300 lbs
3200       5600 lbs
3407       4800 lbs

Friction factor 0,21
dTimEnd: 2015-08-14T16:40:00+02:00
dTimStart: 2015-08-14T13:55:00+02:00
md: 3310
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH with tractor activated from 3310 m to 3535 m. Average running speed 12 m/min.
dTimEnd: 2015-08-14T17:00:00+02:00
dTimStart: 2015-08-14T16:40:00+02:00
md: 3535
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed 3 orientation passes from 3540 m to 3435 m. Used tractor when RIH.
dTimEnd: 2015-08-14T18:00:00+02:00
dTimStart: 2015-08-14T17:00:00+02:00
md: 3535
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Correlated across interval 3540 to 3435 m. Positioned gun with top shot at 3483 m and bottom shot at 3491m. WHP 86 bar. BHP: 293,5 bar.
dTimEnd: 2015-08-14T18:35:00+02:00
dTimStart: 2015-08-14T18:00:00+02:00
md: 3477
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Perforated well in interval 3483 m to 3491 m. WHP increased to 87 bar and BHP increased to 294 bar.
dTimEnd: 2015-08-14T18:40:00+02:00
dTimStart: 2015-08-14T18:35:00+02:00
md: 3477
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH with perf.run#4 from 3477 m to surface at 30 m/min.
dTimEnd: 2015-08-14T21:00:00+02:00
dTimStart: 2015-08-14T18:40:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: OOH, closed SV and HMV. Inflow tested SV and HMV. SIWHP 87 bar.
dTimEnd: 2015-08-14T22:00:00+02:00
dTimStart: 2015-08-14T21:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Bled of pressure in lubricator and purged R/U with N2 to closed drain.
dTimEnd: 2015-08-14T22:45:00+02:00
dTimStart: 2015-08-14T22:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed TBT for L/U toolstring and lubricator.
dTimEnd: 2015-08-14T23:00:00+02:00
dTimStart: 2015-08-14T22:45:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Disconnected lubricator and L/D BHA#6 (3 1/8'' tractor and 4 1/2'' perf.guns). All shots fired.
dTimEnd: 2015-08-15T00:00:00+02:00
dTimStart: 2015-08-14T23:00:00+02:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: