Daily Drilling Report
Well: NO 15/9-F-15 D
Report period: 2016-07-28T00:00:00+02:00 to 2016-07-29T00:00:00+02:00
Wellbore info:
dTimSpud: 2013-11-10T14:00:00+01:00
dateDrillComplete: 2013-12-02
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2016-07-29T00:00:00+02:00
dTimDiaHoleStart: 2016-07-08T11:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: None
hpht: 0
md: -999.99
mdCsgLast: 1368.4
mdDiaHoleStart: 3500
mdPlanned: -999.99
mdPlugTop: 2894
presTestType: formation integrity test
reportNo: 21
ropCurrent: -999.99
sum24Hr: - N/D BOP and surface riser
- Skidded rig to F-7
tightWell: 0
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Skidded BOP from well center to test stump.
dTimEnd: 2016-07-28T01:15:00+02:00
dTimStart: 2016-07-28T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Removed scaffolding in moonpool
dTimEnd: 2016-07-28T02:00:00+02:00
dTimStart: 2016-07-28T01:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for removing hatches
dTimEnd: 2016-07-28T02:15:00+02:00
dTimStart: 2016-07-28T02:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rigged up lifting equipment and removed hatch covers and split hatches from F-15.
dTimEnd: 2016-07-28T03:45:00+02:00
dTimStart: 2016-07-28T02:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Performed TBT for pulling surface HP riser
dTimEnd: 2016-07-28T04:00:00+02:00
dTimStart: 2016-07-28T03:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Rigged up lifting arrangement with double securing. Disconnected surface HP riser from multibowl and pulled riser to drill floor.
dTimEnd: 2016-07-28T04:45:00+02:00
dTimStart: 2016-07-28T04:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed master bushing
dTimEnd: 2016-07-28T05:00:00+02:00
dTimStart: 2016-07-28T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: L/D surface HP riser. Cleaned seal face and protected same.
dTimEnd: 2016-07-28T05:30:00+02:00
dTimStart: 2016-07-28T05:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Installed hatches on F-15 and prepared to skid over to F-7.
dTimEnd: 2016-07-28T06:30:00+02:00
dTimStart: 2016-07-28T05:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: M/U NT2 connector on test stump and removed scaffolding.
Removed bridge from production unit to cantilever. Cleaned and cleared moonpool
dTimEnd: 2016-07-28T07:15:00+02:00
dTimStart: 2016-07-28T06:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
comments: Continued removing scaffolding in moonpool.
Meanwhlie: Pulled cement hoses from wellhead to moonpool. Loosened bolts on F-7 hatch.

************** End of reporting *******************
dTimEnd: 2016-07-28T09:00:00+02:00
dTimStart: 2016-07-28T07:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- other
state: ok
stateDetailActivity: success
Lithology and shows: