Daily Drilling Report
Well: NO 15/9-F-11 B
Report period: 2015-11-01T00:00:00+01:00 to 2015-11-02T00:00:00+01:00
Wellbore info:
dTimSpud: 2013-05-28T14:30:00+02:00
dateDrillComplete: 2013-06-12
operator: Statoil
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2015-11-02T00:00:00+01:00
dTimDiaHoleStart: 2015-10-24T21:45:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: L/D toolstring. Inflow test XMT barriers for handover. R/D WL equipment.
hpht: 0
md: -999.99
mdCsgLast: 4768.7
mdDiaHoleStart: 4770
mdPlanned: -999.99
mdStrengthForm: 3192
presTestType: formation integrity test
reportNo: 9
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Perforated zone from 3960-3969 m. POOH and prepared toolstring for next perforation. RIH and started to correlate depth prior to perforate.
tightWell: 0
tvdCsgLast: 3257
tvdStrengthForm: 2780
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Switched over to logging. Logged up from 4020 m and positioned toolstring with top shot at 3960 m. Perforated interval 3960 - 3969 m. WHP 119 bar. No indication on cable tension,  DHPG increased by 0,3 bar. Logged up after shooting.
dTimEnd: 2015-11-01T00:30:00+01:00
dTimStart: 2015-11-01T00:00:00+01:00
md: 3900
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: POOH from 3900 m to 2800 m . Observed leak on grease skid.
dTimEnd: 2015-11-01T01:30:00+01:00
dTimStart: 2015-11-01T00:30:00+01:00
md: 2800
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Leak on the drum for one of the hoses running from the grease skid up to GIH. Isolated same and continued POOH with only one hose injecting grease to GIH.
dTimEnd: 2015-11-01T02:00:00+01:00
dTimStart: 2015-11-01T01:30:00+01:00
md: 2800
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Continued to POOH from 2800 m to surface. When at DHSV depth performed PA announcement for handling explosives on drillfloor.
dTimEnd: 2015-11-01T03:40:00+01:00
dTimStart: 2015-11-01T02:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Closed SV and HMV and inflow tested same. Purged lubricator with N2.
dTimEnd: 2015-11-01T05:25:00+01:00
dTimStart: 2015-11-01T03:40:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed toolbox talk prior to break lubricator and L/D toolstring.
dTimEnd: 2015-11-01T05:35:00+01:00
dTimStart: 2015-11-01T05:25:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Broke lubricator and L/D BHA #2. Observed all shots fired.
dTimEnd: 2015-11-01T07:00:00+01:00
dTimStart: 2015-11-01T05:35:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Altus and Schlumberger started tool check for next perforation toolstring.
Meanwhile Altus wireline changed grease hose on GIH.
dTimEnd: 2015-11-01T11:30:00+01:00
dTimStart: 2015-11-01T07:00:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Performed toolbox talk prior to M/U BHA#3.
dTimEnd: 2015-11-01T11:45:00+01:00
dTimStart: 2015-11-01T11:30:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Installed BHA #3 tractor and 4,5" perforation guns into lubricator.
Added 40 litres of Starlube into lubricator.
dTimEnd: 2015-11-01T12:50:00+01:00
dTimStart: 2015-11-01T11:45:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Stabbed lubricator and leak tested QTS to 20/345 bar for 5/10 min. Production filled lubricator with MEG using permanent line into XMT cross. Equalized and opened HMV and SV. WHP 119 bar.
dTimEnd: 2015-11-01T14:00:00+01:00
dTimStart: 2015-11-01T12:50:00+01:00
md: 0
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: RIH w/ BHA #3 Tractor and 4,5" perforation guns from surface to 300 m.
dTimEnd: 2015-11-01T14:20:00+01:00
dTimStart: 2015-11-01T14:00:00+01:00
md: 300
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Powered up tool and checked communication.
dTimEnd: 2015-11-01T14:25:00+01:00
dTimStart: 2015-11-01T14:20:00+01:00
md: 300
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Continued to RIH from 300 m to 2800 m. Tool stopped. Had to start tractor.
dTimEnd: 2015-11-01T16:15:00+01:00
dTimStart: 2015-11-01T14:25:00+01:00
md: 2800
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Switched over to tractor. Observed problems with tractor communication.
dTimEnd: 2015-11-01T16:30:00+01:00
dTimStart: 2015-11-01T16:15:00+01:00
md: 2800
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Checked tractor power supply. OK. Checked all connections. Found loose connection. Communication OK.
dTimEnd: 2015-11-01T17:30:00+01:00
dTimStart: 2015-11-01T16:30:00+01:00
md: 2800
phase: wire line
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: success
comments: Tractored down from 2800 m to 4030 m. Tractor speed decreased to approx. 2-4 m/min.
dTimEnd: 2015-11-01T21:35:00+01:00
dTimStart: 2015-11-01T17:30:00+01:00
md: 4030
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
comments: Swiched over to logging and performed first correlation pass at 10 m/min from 4030 to 3860 m. Run back in and repeated sequence for orientation of guns. Run back in with tractor.
dTimEnd: 2015-11-02T00:00:00+01:00
dTimStart: 2015-11-01T21:35:00+01:00
md: 3860
phase: wire line
proprietaryCode: workover -- perforate
state: ok
stateDetailActivity: success
Lithology and shows: