Daily Drilling Report
Well: NO 15/9-F-5
Report period: 2008-08-06T00:00:00+02:00 to 2008-08-07T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-11T00:00:00+01:00
dateDrillComplete: 2008-07-30
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-08-07T00:00:00+02:00
dTimDiaHoleStart: 2008-08-05T21:30:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Lay out 4th and 5th HPDR doubles. Transfer F-5 flow hose from main deck to XMT deck. Run production riser from surface to 95 m. 
hpht: 0
md: 3792
mdCsgLast: 3790.1
mdDiaHoleStart: 3792
mdPlanned: -999.99
mdPlugTop: 3754
mdStrengthForm: 2921
presTestType: formation integrity test
reportNo: 38
ropCurrent: -999.99
strengthForm: 1.65
sum24Hr: Transferd tension from tensioners to block. Disconnected TBC. Pulled HPDR to 24 m.
tightWell: 0
tvd: 3247
tvdCsgLast: 3245.3
tvdStrengthForm: 2610
waterDepth: 91
wellheadElevation: 138.9
Drilling fluid:
dTim: 2008-08-06T23:00:00+02:00
density: 1.03
locationSample: Reserve pit
md: 3790
mudClass: other
presBopRating: 345
pv: -999.99
type: Packer fluid
visFunnel: -999.99
yp: -999.99
Pore pressure:
Survey stations:
Activities:
comments: Removed BOP tension cylinders. Nippled down BOP. Removed/rebuilt scaffolding. Moved BOP to starboard setback area in moonpool. Meanwhile made up PR tension joint handling flange to stand of DP. Ran guidewire for hotstab. ROV engaged hotstab in TBC receptacle.
dTimEnd: 2008-08-06T03:00:00+02:00
dTimStart: 2008-08-06T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbox / short change handover meeting.
dTimEnd: 2008-08-06T03:15:00+02:00
dTimStart: 2008-08-06T03:00:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Picked up claxton tool. Removed outer ring and master bushing and ran claxton tool through RT. Installed outer ring and master bushing. Hung off claxton tool on pup joint. Made up 5 1/2" DP stand, ran in and landed Claxton tool on top of HPDR BOP joint.
dTimEnd: 2008-08-06T04:30:00+02:00
dTimStart: 2008-08-06T03:15:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Made up studs on claxton tool to 4500 Nm using Hy-torq tool and torque plate.
dTimEnd: 2008-08-06T06:00:00+02:00
dTimStart: 2008-08-06T04:30:00+02:00
md: 0
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Cleared tools and equipment from scaffolding in moonpool.
dTimEnd: 2008-08-06T06:30:00+02:00
dTimStart: 2008-08-06T06:00:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Took 5 MT overpull on riser. Bled down pressure on tension cylinders and transferred tenison to block until 60 MT in block. Meanwhile brought riser spider to drillfoor and function tested same.
dTimEnd: 2008-08-06T08:00:00+02:00
dTimStart: 2008-08-06T06:30:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Ran cylinders and lowered tensioner assembly. Disconnected tension cylinders and pulled aside. Dismanteled tensioner assembly. Dismanteled contact ring. Hoisted up contact ring. Removed centralizer and boat collision stool. Lowered tension ring onto the protector guide.
dTimEnd: 2008-08-06T12:30:00+02:00
dTimStart: 2008-08-06T08:00:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbox talk prior to unlacthing TBC. Confirmed injection well F-4 shut down for heavylift operation.
dTimEnd: 2008-08-06T12:45:00+02:00
dTimStart: 2008-08-06T12:30:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Pressured up through minireel/hotstab to 3000 psi to unlock the TBC connector.
dTimEnd: 2008-08-06T14:30:00+02:00
dTimStart: 2008-08-06T12:45:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed hotstab in TBC connector and installed dummy stab using ROV.
dTimEnd: 2008-08-06T14:45:00+02:00
dTimStart: 2008-08-06T14:30:00+02:00
md: 140
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Lifted off TBC connector and came free from wellhead in on continuos stroke. Pulled claxton tool / HPDR to just under rotary table for setting slips. Set slips. Broke out and set back 5 1/2" DP stand.
dTimEnd: 2008-08-06T15:15:00+02:00
dTimStart: 2008-08-06T14:45:00+02:00
md: 130
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Held toolbox talk for installing riser spider.
dTimEnd: 2008-08-06T16:00:00+02:00
dTimStart: 2008-08-06T15:15:00+02:00
md: 130
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed master bushing and outer ring. Pulled 1st HPDR double - BOP joint and tension joint - through rotary. Installed riser spider in well center. Hung off HPDR in riser spider.
dTimEnd: 2008-08-06T16:45:00+02:00
dTimStart: 2008-08-06T16:00:00+02:00
md: 100
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Removed fairings. Broke connection using bolt tensioner tools. Laid out 1st double with simulatneous lift by deck crane and TDS. Installed handling flange type C on 2nd double - upper pup joint and splash zone joint.
dTimEnd: 2008-08-06T19:45:00+02:00
dTimStart: 2008-08-06T16:45:00+02:00
md: 100
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: POOH with HPDR to 77 m. Removed fairings. Hung off HPDR in riser spider.
dTimEnd: 2008-08-06T20:15:00+02:00
dTimStart: 2008-08-06T19:45:00+02:00
md: 77
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Broke connection using bolt tensioner tools. 2 bolt tensioner tools got jammed on bolts. Meanwhile installed VX ring, guide funnel and hole cover on F-5 subsea wellhead.
dTimEnd: 2008-08-06T22:15:00+02:00
dTimStart: 2008-08-06T20:15:00+02:00
md: 77
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
comments: Freed bolt tensioner tools that jammed/malfunctioned. Traced back up tools.
dTimEnd: 2008-08-06T22:45:00+02:00
dTimStart: 2008-08-06T22:15:00+02:00
md: 77
phase: fixed
proprietaryCode: interruption -- repair
state: ok
stateDetailActivity: equipment failure
comments: Continued breaking connection using bolt tensioner tools. Installed handling flange type C on 3rd double - std joint#4 and std joint#5.
dTimEnd: 2008-08-07T00:00:00+02:00
dTimStart: 2008-08-06T22:45:00+02:00
md: 77
phase: fixed
proprietaryCode: drilling -- bop/wellhead equipment
state: ok
stateDetailActivity: success
Lithology and shows: