Daily Drilling Report
Well: NO 15/9-F-9
Report period: 2009-06-27T00:00:00+02:00 to 2009-06-28T00:00:00+02:00
Wellbore info:
dTimSpud: 2007-11-09T00:00:00+01:00
dateDrillComplete: 2008-08-31
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2009-06-28T00:00:00+02:00
dTimDiaHoleStart: 2009-06-24T06:00:00+02:00
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Run in hole with 12-1/4" drift assembly to 500 m to drift casing.
Wait for cement plug # 1 to set up.
Test/tag cement plug # 1
Set cement plug # 2 from 650 m to 590 m.
hpht: 0
md: 1085
mdCsgLast: 1064
mdDiaHoleStart: 1085
mdPlanned: -999.99
mdPlugTop: 650
mdStrengthForm: 0
reportNo: 4
ropCurrent: -999.99
strengthForm: 1.03
sum24Hr: Ran in hole with EZSV plug to 878 m and sat same. Pulled running out of the hole.
Ran in hole with RTTS test packer and sat same at 222 m. Tested the EZSV from above to 126 bar. Released and retrieve RTTS.
Made up cement stinger and ran in hole to 875 m. Circulated btms up with 138 bar/4000 lpm.
Pumped 20 m3 of DW spacer ahead of cement. Mixed and pumped 16,8 m3 1,9 sg cement (800 lpm) and displaced same with 5,1m3 of DW. Cement plug #1 placed at 878 m to 650 m.
Pulled out of the hole with cement stinger. 
tightWell: 0
tvd: 1075.9
tvdStrengthForm: 0
waterDepth: 91
wellheadElevation: 20.9
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued repeat logging pass from 695 m to surface.
dTimEnd: 2009-06-27T03:30:00+02:00
dTimStart: 2009-06-27T00:00:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Laid out logging string and rigged down wireline equipment. Discussed barrier situation with onshore. Log interpretation to be found in "DBR 14. Logging remarks".
dTimEnd: 2009-06-27T04:45:00+02:00
dTimStart: 2009-06-27T03:30:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Changed handling equipment for 5-1/2" DP and rigged up for running EZSV. Pick up and made up EZSV with running tool.
dTimEnd: 2009-06-27T05:45:00+02:00
dTimStart: 2009-06-27T04:45:00+02:00
md: 0
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Ran in hole with EZSV plug on DP at 50 m..
dTimEnd: 2009-06-27T06:00:00+02:00
dTimStart: 2009-06-27T05:45:00+02:00
md: 50
phase: fixed
proprietaryCode: workover -- other
state: ok
stateDetailActivity: success
comments: Ran in hole with EZSV plug on DP to 366 m.
dTimEnd: 2009-06-27T07:00:00+02:00
dTimStart: 2009-06-27T06:00:00+02:00
md: 366
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Toolbox talk with new shift.
Ran in from 366 m to EZSV setting depth 878 m. Running speed 1,5 min/std, filling pipe every 5 stds.
dTimEnd: 2009-06-27T08:45:00+02:00
dTimStart: 2009-06-27T07:00:00+02:00
md: 878
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Position EZSV plug at 878 m in neutral weight (=95 t). Sat EZSV and observed sleeve to shear at 117 ton. RIH and tagged the EZSV with 10 t - OK.
dTimEnd: 2009-06-27T09:30:00+02:00
dTimStart: 2009-06-27T08:45:00+02:00
md: 878
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Pulled out of hole with running tool from 878 m to 15 m.
dTimEnd: 2009-06-27T10:30:00+02:00
dTimStart: 2009-06-27T09:30:00+02:00
md: 15
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Changed out PS-21 slips to master bushing and laid out EZSV running tool
dTimEnd: 2009-06-27T11:00:00+02:00
dTimStart: 2009-06-27T10:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Had Tool box talk prior to picking up RTTS
Made up side entry sub assembly. PU and MU Halliburton RTTS assembly and confirmed same to be open.
dTimEnd: 2009-06-27T13:30:00+02:00
dTimStart: 2009-06-27T11:00:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Ran in hole to 222 m. Flushed RTTS packer sealing interval with SW 400-800 lpm.
Position RTTS at 219 m and set same.
dTimEnd: 2009-06-27T15:30:00+02:00
dTimStart: 2009-06-27T13:30:00+02:00
md: 219
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Made a line test 200 bar OK. Pressure tested the RTTS to 126 bar/10 min. OK. Volume pumped/returned 349 l.
dTimEnd: 2009-06-27T16:30:00+02:00
dTimStart: 2009-06-27T15:30:00+02:00
md: 219
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Rigged down cement hose and released RTTS packer. Pulled out of the hole from 219 m to 11 m.
dTimEnd: 2009-06-27T17:45:00+02:00
dTimStart: 2009-06-27T16:30:00+02:00
md: 11
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Laid out RTTS assembly. Cleared and cleaned rig floor.
dTimEnd: 2009-06-27T18:15:00+02:00
dTimStart: 2009-06-27T17:45:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- mechanical plug
state: ok
stateDetailActivity: success
comments: Held toolbox talk with crew prior to running in hole with 3-1/2" DP
dTimEnd: 2009-06-27T18:30:00+02:00
dTimStart: 2009-06-27T18:15:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Rigged up handling equipment for 3-1/2" DP. Grease equipment.
dTimEnd: 2009-06-27T19:15:00+02:00
dTimStart: 2009-06-27T18:30:00+02:00
md: 0
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Made up cement stinger to string and ran in hole to 319 m.
dTimEnd: 2009-06-27T20:00:00+02:00
dTimStart: 2009-06-27T19:15:00+02:00
md: 319
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Change handling gear to 5-1/2" DP and ran in hole from 319 m to 875 m. 
Circulated btms up at 4000 lpm and 138 bar.
dTimEnd: 2009-06-27T22:15:00+02:00
dTimStart: 2009-06-27T20:00:00+02:00
md: 875
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Held tool box talk to crew prior to cement job
dTimEnd: 2009-06-27T22:30:00+02:00
dTimStart: 2009-06-27T22:15:00+02:00
md: 875
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Laid out single and installed 3m pup, side entry sub and FOSV onto string. Made string up to TDS.
Confirmed line up and conducted line test 200 bar/5 min.
dTimEnd: 2009-06-27T23:30:00+02:00
dTimStart: 2009-06-27T22:30:00+02:00
md: 875
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
comments: Pumped 20 m3 DW as a spacer. 2000 lpm/42 bar with mud pump.
dTimEnd: 2009-06-28T00:00:00+02:00
dTimStart: 2009-06-27T23:30:00+02:00
md: 875
phase: fixed
proprietaryCode: plug abandon -- cement plug
state: ok
stateDetailActivity: success
Lithology and shows: