Daily Drilling Report
Well: NO 15/9-F-4
Report period: 2007-11-01T00:00:00+01:00 to 2007-11-02T00:00:00+01:00
Wellbore info:
dTimSpud: 2007-03-10T00:00:00+01:00
dateDrillComplete: 2008-02-28
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2007-11-02T00:00:00+01:00
dTimDiaHoleStart: 2007-10-23T08:30:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Land 10 3/4" x 9 5/8" csg. Circulate, pump and displace cement. Set seal assy. Release PADRT and POOH. RD csg running equipment. LD cmt head and 12 1/4" BHA. Install wear bushing. RIH and set 10 3/4" RTTS w/storm valve. Test plug to 180 bar.
hpht: 0
md: 2770
mdCsgLast: 2760.5
mdDiaHoleStart: 1363
mdPlanned: -999.99
mdStrengthForm: 1363
presTestType: formation integrity test
reportNo: 26
ropCurrent: -999.99
strengthForm: 1.53
sum24Hr: RIH with 10 3/4" x 9 5/8" csg from 1858 to 2617 m MD. RIH with 10 3/4" casing hanger / PADPRT assembly on 5 1/2" HWDP landing string to land 10 3/4" x 9 5/8" csg. 
tightWell: 0
tvd: 2607.6
tvdCsgLast: 2598.7
tvdStrengthForm: 1336.5
waterDepth: 91
wellheadElevation: 138.7
Drilling fluid:
dTim: 2007-11-01T23:00:00+01:00
density: 1.4
locationSample: Active pit
md: 2770
mudClass: oil based
presBopRating: 0
pv: 28
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 12.5
dTim: 2007-11-01T15:00:00+01:00
density: 1.4
locationSample: Active pit
md: 2770
mudClass: oil based
presBopRating: 0
pv: 29
tempHthp: 120
type: OBM-Standard
visFunnel: -999.99
yp: 12
Pore pressure:
dTim: 2007-11-02T00:00:00+01:00
equivalentMudWeight: 1.3
md: 2770
readingKind: estimated
Survey stations:
Activities:
comments: RIH with 9 5/8" csg from 1550 to 1858 m MD. Filled every joint with 1.40 sg mud using FAC tool. Average running speed 4-5 jnts/hr.
dTimEnd: 2007-11-01T06:00:00+01:00
dTimStart: 2007-11-01T00:00:00+01:00
md: 1858
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" csg from 1858 to 2151 m MD. Filled every joint with 1.40 sg mud using FAC tool. Average running speed 4-5 jnts/hr.
dTimEnd: 2007-11-01T10:45:00+01:00
dTimStart: 2007-11-01T06:00:00+01:00
md: 2151
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: PU and installed 9 5/8" x 10 3/4" XO. Changed to 10 3/4" inserts in elevator and slips.
dTimEnd: 2007-11-01T13:15:00+01:00
dTimStart: 2007-11-01T10:45:00+01:00
md: 2151
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 10 3/4" csg from 2151 to 2369 m MD. Filled every joint with 1.40 sg mud using FAC tool. Average running speed 4-5 jnts/hr.
dTimEnd: 2007-11-01T19:30:00+01:00
dTimStart: 2007-11-01T13:15:00+01:00
md: 2369
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Performed maintenace on flush joint elevator. Changed dies in csg tong. Meanwhile repaired camera on PDM.
dTimEnd: 2007-11-01T20:00:00+01:00
dTimStart: 2007-11-01T19:30:00+01:00
md: 2369
phase: fixed
proprietaryCode: interruption -- maintain
state: ok
stateDetailActivity: success
comments: RIH with 10 3/4" csg from 2369 to 2574 m MD. Filled every joint with 1.40 sg mud using FAC tool. Average running speed 4-5 jnts/hr.
dTimEnd: 2007-11-02T00:00:00+01:00
dTimStart: 2007-11-01T20:00:00+01:00
md: 2574
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: