Daily Drilling Report
Well: NO 15/9-F-15
Report period: 2008-10-03T00:00:00+02:00 to 2008-10-04T00:00:00+02:00
Wellbore info:
dTimSpud: 2008-10-24T00:00:00+02:00
dateDrillComplete: 2008-12-11
daysBehind: 2.3
operator: StatoilHydro
rigAlias: name: MÆRSK INSPIRER
name: 369304
Status:
dTim: 2008-10-04T00:00:00+02:00
dTimDiaHoleStart: 2008-09-20T04:00:00+02:00
diaHole: 12.25
distDrill: -999.99
elevKelly: 54.9
fixedRig: false
forecast24Hr: Land 9 5/8" csg at 2528.7 m. PU cmt head. Circulate, pump and displace cement. Set and test seal assembly. Release PADPRT and POOH. LD RT. RIH and set nominal seat protector. POOH. LD cmt head. Transfer operation to F-5.
hpht: 0
md: 2536
mdCsgLast: 2561.8
mdDiaHoleStart: 1381
mdPlanned: -999.99
mdStrengthForm: 1381
presTestType: formation integrity test
reportNo: 34
ropCurrent: -999.99
strengthForm: 1.5
sum24Hr: RIH with 9 5/8" csg in singles from cantilever from 2024 m to 2393 m. RIH with csg hanger on landing string from 2393 m to 2519 m. Circulated and worked pipe to pass obstruction at 2519 m.
tightWell: 0
tvd: 2350
tvdCsgLast: 2416.2
tvdStrengthForm: 1349
waterDepth: 91
wellheadElevation: 139.4
Drilling fluid:
Pore pressure:
Survey stations:
Activities:
comments: Continued hooking up and testing of 9 5/8" csg handling equipment. Held tool box talk.
dTimEnd: 2008-10-03T00:30:00+02:00
dTimStart: 2008-10-03T00:00:00+02:00
md: 1790
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: equipment failure
comments: RIH with 9 5/8" csg from 1790 m to 1835 m. Filled every 5 joints using laFleur tool. Tripping speed: 2-3 jnts/hr. Nocked off fitting on BX-elevator.
dTimEnd: 2008-10-03T02:00:00+02:00
dTimStart: 2008-10-03T00:30:00+02:00
md: 1835
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Replaced and MU new fitting on BX elevator hydraulic hose.
dTimEnd: 2008-10-03T02:30:00+02:00
dTimStart: 2008-10-03T02:00:00+02:00
md: 1835
phase: fixed
proprietaryCode: interruption -- other
state: ok
stateDetailActivity: equipment failure
comments: RIH with 9 5/8" csg from 1835 m to 2024 m. Filled every 5 joints using laFleur tool. Tripping speed: 4-5 jnts/hr.
dTimEnd: 2008-10-03T06:00:00+02:00
dTimStart: 2008-10-03T02:30:00+02:00
md: 2024
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" csg from 2024 m to 2072 m. Tripping speed: 4 jnts/hr.
dTimEnd: 2008-10-03T07:00:00+02:00
dTimStart: 2008-10-03T06:00:00+02:00
md: 2072
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Held tool box talk prior to continue running casing. Meanwhile Westcon inspected PRS for loose items.
dTimEnd: 2008-10-03T07:15:00+02:00
dTimStart: 2008-10-03T07:00:00+02:00
md: 2072
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RIH with 9 5/8" csg from 2072 m to 2384 m. Filled every 5 joints using laFleur tool. Tripping speed: 4-5 jnts/hr.
dTimEnd: 2008-10-03T12:45:00+02:00
dTimStart: 2008-10-03T07:15:00+02:00
md: 2384
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: WOW. Wind speed too high for crane to operate. Could not get casing hanger/PADPRT assy and HWDP landing string.

Meanwhile broke circulation at 2384 m. Staged up pumps slowly to 1000 lpm / 30 bar. Reciprocated pipe from 2374 m to 2383 m.
dTimEnd: 2008-10-03T17:00:00+02:00
dTimStart: 2008-10-03T12:45:00+02:00
md: 2384
phase: fixed
proprietaryCode: interruption -- waiting on weather
state: ok
stateDetailActivity: success
comments: LO and measured HWDP landing string. 

Meanwhile continued to circulate 1000 lpm / 30 bar and reciprocated pipe from 2374 m to 2383 m. Held tool box talk prior to changing handling equipment. Westcon inspected PRS for loose items.
dTimEnd: 2008-10-03T20:00:00+02:00
dTimStart: 2008-10-03T17:00:00+02:00
md: 2384
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: RD LaFleur circulation tool.
dTimEnd: 2008-10-03T20:30:00+02:00
dTimStart: 2008-10-03T20:00:00+02:00
md: 2384
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: PU and MU casing hanger/PADPRT assy. RIH with casing hanger through rotary.
dTimEnd: 2008-10-03T21:30:00+02:00
dTimStart: 2008-10-03T20:30:00+02:00
md: 2393
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
comments: Changed to 5 ½" HWDP handling equipment. Changed from PS30 to PS21 slips. RD and LO csg tong. Cleaned and cleared rig floor.
dTimEnd: 2008-10-04T00:00:00+02:00
dTimStart: 2008-10-03T21:30:00+02:00
md: 2393
phase: fixed
proprietaryCode: drilling -- casing
state: ok
stateDetailActivity: success
Lithology and shows: