bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 01:00: M/u fishing BHA w/ overshoot and bell guide, re-dressed core and tested same.
01:00 - 01:15: RIH with fishing BHA to 470 m.
01:15 - 01:30: Engaged fish at 470 m, confirmed additional weight. POOH with 30 m/min from 470 m to surface.
01:30 - 02:30: L/d recovered toolstring, FLO left in hole. M/u assembly to fish FLO.
02:30 - 02:45: RIH with FLO fishing assembly to 477 m.
02:45 - 03:00: Engaged FLO, confirmed additional weight. POOH from 477 m to surface.
03:00 - 04:00: Closed SV. L/d fishing BHA and FLO on deck.
04:00 - 05:15: M/u toolstring run EVO plug). RIH on s/l and positioned EVO plug at 35 m. Set plug using DPU w/ timer min). POOH with toolstring and l/d same.
05:15 - 05:45: Lined up and p/t shallow plug to 20/240 bar for 5/10 min. Good test. Meanwhile layed down lubricator.
05:45 - 08:00: Pulled wireline riser and l/o same. Removed w/l BOP and spool. Cleared all w/l equipment from rig floor.
08:00 - 10:30: Removed hatches on slot f-15 above xmas tree. Opened tree and drained remaining OBM using samson unit.
10:30 - 11:45: Removed flow line elbow from tree. Meanwhile informed production department and requested to shut in wells as per simops procedure.
11:45 - 13:00: R/u and pulled fox hole. Rigged up lifting equipment on tree. Held TBT prior to lifting of xmas tree.
13:00 - 14:15: Lifted xmas tree into moon pool. Lifted spool piece to rig floor.
14:15 - 14:45: Landed xmas tree on transport frame. Installed master bushings and lowered fox hole.
14:45 - 18:15: Ge vetco removed control lines from multibowl. Meanwhile lifted surface riser joint to rotary. L/o 3 1/2" DP, prepared finger board for 3 1/2" DP stands. Changed out fox hole and IRN dies, adjusted PDM to 3 1/2" DP.
18:15 - 19:15: Lowered communication collar onto multibowl. Ge vetco installed same. Held TBT for handling hatches and riser joint.
19:15 - 20:15: Installed cross beam and hatches in moon pool.
20:15 - 21:15: Removed master bushing. Ran surface riser and m/u same to multibowl.
21:15 - 22:15: Installed half moons and prepared BOP for skidding.
22:15 - 23:00: Moved BOP to well centre.
23:00 - 00:00: Installed slick joint. Installed master bushings. Meanwhile r/u diverter and prepared for skidding.

24-hour summary: M/u fishing BHA, RIH and fished lost toolstring. POOH and l/d toolstring. Re-arranged fishing BHA to fish FLO, RIH and fished FLO. POOH and l/d FLO. M/u shallow set EVO plug RIH on s/l and set plug at 35 m. P/t plug to 20/240 bar for 5/10 min. N/d xmas tree on f-15. Prepared for n/u BOP, skidded BOP to well center. Installed slick joint and prepared for skidding cantilever package.
Hourly activities:
00:00 - 01:00: Prepared for skidding the cantilever aft. Held TBT for skidding operation.
01:00 - 01:15: Skidded rig 13 cm aft to align BOP over riser.
01:15 - 02:15: Soft landed BOP on surface riser. Installed diverter. Notified production department that production can commence.
02:15 - 03:00: Errected skaffold for access to NT-2 connector.
03:00 - 05:00: M/u NT-2 connector. Meanwhile rigged down handling chains, installed elevators and rigged up for running s/l.
05:00 - 08:45: Installed BOP tensioning system. Meanwhile filled surface riser and BOP with 1,21 SG OBM. Cleaned and cleared rigfloor held TBT for pressure testing. Lined up for pressure testing BOP connection.
08:45 - 09:15: Pressure tested BOP connector against shallow set plug and blind shear ram with 20/345 bar for 5/10 min.
09:15 - 09:30: M/u toolstring to retrieve shallow EVO plug.
09:30 - 10:30: RIH and latched onto plug at 35 m. Equalized pressure, released plug and let elements retract for 30 min. POOH to surface.
10:30 - 11:15: R/d wireline equipment.
11:15 - 12:30: R/u for picking up cutting BHA and 3 1/2" DP.
12:30 - 12:45: Performed TBT for upcoming operation with all parties involved.
12:45 - 13:00: M/u cutting BHA and x/o. M/u assembly to TDS.
13:00 - 13:30: Tested cutting tool at surface, cutters open at 300 LPM and 6 bar.
13:30 - 14:45: P/u singles while RIH w/ cutting BHA on 3 1/2" DP from surface to 85 m.
14:45 - 15:30: Fitting burst on IRN. Isolated and repaired same.
15:30 - 17:30: P/u singles while RIH on 3 1/2" DP from 85 m to 474 m. Avg. Tripping speed 195 m/hr.
17:30 - 17:45: Callibrated block positions with baker sensors.
17:45 - 18:15: Positioned string and cut 7" tubing above DHSV at 474 m with 400 LPM, 29 bar, 100 RPM, 2-5 KNM. Good indications on surface.
18:15 - 18:30: Rig blacked out.
18:30 - 19:45: Recovered from blackout. Re-started TDS and mud pumps. Unable to start drawworks lube oil pumps, troubleshot w/ electrician. Maintenance department troubleshot rig power failure. Held TBT for picking up 3 1/2" DP with night shift.
19:45 - 20:00: Checked cut distance with 400 LPM 28 bar. 0,5 m cut.
20:00 - 20:15: Attempted to pass cut, no go. Rotated string at 120 RPM to relax knives. Stopped rotation and passed through cut.
20:15 - 20:30: Broke out TDS and l/o x-over.
20:30 - 22:45: P/u singles while RIH w/ cutting BHA on 3 1/2" DP from 474 m to 765 m. Avg. Tripping speed 128 m/hr.
22:45 - 23:00: P/u x-over and made up TDS.
23:00 - 23:30: Broke circ. 600 LPM 65 bar, 500 LPM/ 56 bar. Took parameters, up 84 t, down 79 t. Positioned cutter at 761 m. Cut casing w/ 400 LPM, 46 bar, 100 RPM. Good indications on surface.
23:30 - 23:45: Performed flow check. Well static.
23:45 - 00:00: L/o x-over and 3 1/2" DP single.

24-hour summary: Skidded rig aft. Landed and n/u BOP, installed BOP tensioners. RIH and retrieved shallow EVO plug, POOH. R/d wireline equipment. P/u casing cutting BHA P/u 3 1/2" DP and RIH with cutting BHA, cut 7" tubing above DHSV. Experienced rig blackout. P/u 3 1/2" DP and RIH to 761 m, cut 7" tubing below FLX-4 at 761 m.
Hourly activities:
00:00 - 01:30: Installed handling equipment for 7" tubing. B/o 7" tubing stump and l/o same.
01:30 - 03:00: POOH with 7" tubing. Removed clamps and spooled control lines. L/o joints on deck. Experienced difficulties to get slips to grip.
03:00 - 03:15: TOFS held TBT to discuss use of slips and job sequence, evaluated risks.
03:15 - 07:00: POOH with 7" tubing. Removed clamps and spooled control line. L/o joints on deck. Performed radiation spot checks every 10 joints.
07:00 - 07:15: Performed TBT with upcoming shift.
07:15 - 10:45: POOH with 7" tubing from 1705 m to 1312 m. Removed clamps and spooled control line. L/o joints on deck. Performed radiation spot checks every 10 joints.
10:45 - 11:15: While l/o tubing joint, string in rotary slipped to dog collar. P/u joint and m/u to string. Set string using manual slips. L/o joint. Re-installed auto-slips.
11:15 - 12:00: Auto-slips not able to grip string. Changed out manual slips onto auto frame.
12:00 - 15:45: POOH with 7" tubing from 1300 m to 814 m. Removed clamps and spooled control line. L/o joints on deck. Performed radiation spot checks every 10 joints.
15:45 - 16:15: Changed dies on weatherford slips. Cleaned and cleared rig floor.
16:15 - 16:30: POOH with 7" tubing from 814 m to 778 m.
16:30 - 17:15: While l/o tubing joint, string in rotary slipped. P/u joint and m/u to string. Replaced worn dies. Re-set slips and l/o joint.
17:15 - 19:30: POOH with 7" tubing from 778 m to 646 m. Removed clamps and spooled control line. L/o joints on deck. Performed radiation spot checks every 10 joints.
19:30 - 21:00: Attempted to set slips on joint several times, no success. Removed weatherford auto slips/dog collar assy. Removed master bushing. Installed ps30 slips.
21:00 - 00:00: POOH with 7" tubing from 646 m to 320 m. Removed clamps and spooled control line. L/o joints on deck. Performed radiation spot checks every 10 joints.

24-hour summary: POOH with 7" tubing from 2030 m to 320 m. Removed clamps and spooled control line. L/o joints to deck. Performed radiation spot checks every 10 joints.
Hourly activities:
00:00 - 02:30: POOH with 7" tubing from 320 m to surface. Removed clamps and cut control line. L/o joints on deck. L/o DHPG/CI sub assembly. Performed radiation spot checks every 10 joints.
02:30 - 05:00: Removed ps30 slips and installed master bushing b/o 7" tubing pup from tubing hanger retrieval tool. L/o same. R/d casing handling equipment. Cleaned and cleared rigfloor.
05:00 - 05:45: Removed lower IBOP and saver sub from TDS.
05:45 - 07:00: Isolated all drill floor equipment for service and inspection. Inspected TDS, dollies and both PRS.
07:00 - 07:30: Repaired leak on aft PRS.
07:30 - 08:00: Cleared rig floor of cut control lines.
08:00 - 09:00: Serviced TDS, travelling block and dolly.
09:00 - 09:30: Serviced and inspected aft PRS.
09:30 - 12:45: Changed dies in TDS pipe handler. Installed lower IBOP and saver sub.
12:45 - 13:00: P/u and m/u the 9 5/8" safelock plug and r/t.
13:00 - 13:15: Removed master bushing and installed PS 21 slips.
13:15 - 16:30: RIH w/ safelock plug on 5 1/2" DP from 8 m to 1783 m.
16:30 - 17:30: M/u TDS and RIH to 1818 m. Established circulation and washed the setting area, 1100 l/min/ 22 bar. Installed the 9 5/8" safelock mechanical plug at 1818 m right hand turns). Set down 20 t weight on plug. Function tested ball valve as per archer instructions.
17:30 - 18:00: Lined up and leak tested the plug to 20/240 bar for 5/10 min from below. Good test.
18:00 - 18:15: Closed ball valve and released r/t as per archer procedure.
18:15 - 20:45: POOH on 5 1/2" DP from 1817 m to 170 m.
20:45 - 21:00: Performed TBT for displacement to SW.
21:00 - 22:15: Pumped base oil and soap pills as per plan. Displaced well from 170 m to surface w/ 2400 l/min and 60 RPM.
22:15 - 22:45: POOH w/ on 5 1/2" DP from 170 m to surface. L/o safelock running tool.
22:45 - 23:00: Closed shear ram and flushed across kill and choke into trip tank.
23:00 - 23:15: Performed TBT for pressure testing cement plug from above.
23:15 - 00:00: Confirmed line up from cement unit. Pressure tested the safelock plug to 20/240 bar for 5/10 min. Good test.

24-hour summary: None
Hourly activities:
00:00 - 01:15: Held statoil TOFS with drilling crew
01:15 - 02:00: P/u vetco MS-T retrieval tool and m/u same as per vetco instructions. Tested tool on surface. Installed hoses and vetco pump.
02:00 - 02:15: RIH with retrieval tool and landed off at 20,4 m. Set down 2 t.
02:15 - 03:00: Engaged retrieval tool w/ LH turns. Locked same into riser using vetco pump.
03:00 - 05:15: Pressured up tool to release MS-T seal. Attempted several times to release seal, MAX. 62 t overpull. Unable to pull free. Verified dogs released. Disengaged tool and pulled to surface. Checked tool and ran back in. Vetco verified MAX. Pull on tool. Engaged tool and increased overpull in increments to 75 t. Pulled free MS-T seal.
05:15 - 06:15: POOH w/ MS-T retrieval tool, l/d same. R/d vetco equipment.
06:15 - 07:00: Rigged up lines on multibowl to drain riser. P/u stand from derrick and m/u connections to MAX. Torque. P/u drilquip adjustable sub setting tool from deck.
07:00 - 07:15: Held TBT for running adjustable sub tool and releasing tension from surface tieback.
07:15 - 07:45: M/u drilquip tool and x-over. RIH to 14 m. M/u TDS.
07:45 - 08:15: Latched tool into adjustable sub as per DQ instructions.
08:15 - 08:30: Drained riser.
08:30 - 09:00: Rotated string left hand and removed tension from tieback string as per DQ instructions. MAX. Torque 23,7 KNM.
09:00 - 09:30: Observed tieback string had backed off.
09:30 - 10:30: Attempted to release adjustable sub tool several times. No success.
10:30 - 11:15: Pressured up string to 140 bar to work tool pistons. M/u tieback string w/ 5 right hand turns. Attempted to release DQ tool w/o success.
11:15 - 11:30: Held TBT for laying out tieback hanger w/dp and drillquip tool.
11:30 - 12:30: Released 10 3/4" surface tieback w/ 5 left hand turns. Pulled hanger to surface. Removed bushings and installed PS 30 slips.
12:30 - 13:30: Attempted to release DQ tool on surface w/o success.
13:30 - 14:30: R/u handling equipment for 10 3/4" casing.
14:30 - 15:00: L/o surface hanger, drilquip tool and single of 5 1/2" DP.
15:00 - 17:00: POOH with 10 3/4 60,7ppf 13cr80 VAM top casing from 110 m to surface. L/o joints to deck.
17:00 - 19:00: R/d handling equipment for 10 3/4" casing and cleared rig floor.
19:00 - 00:00: Waited on weather to pull production riser. Meanwhile performed general rig maintenance assisted hydraulic mechanic on derrick work basket removed equipment from moonpool. Maintenance and preparation for changing wires on FWD and aft PRS. Held statoil TOFS with deck crew and third party personnel.

24-hour summary: Held statoil TOFS w/ drilling crew Retrieved MS-T seal from surface wellhead. RIH w/ drilquip adjustable sub setting tool and released tension from 10 3/4" tieback string, observed string backed off. Troubleshot stuck adjustable sub tool. Decided to pull complete surface tieback string w/ drilquip tool. L/o surface hanger w/ tool and DP single. POOH and l/o 10 3/4" tieback string. R/d casing handling equipment and cleared rig floor. Waited on weather, meanwhile performed general rig maintenance. Performed statoil TOFS with deck crew and third party personnel.
Hourly activities:
00:00 - 07:00: Waited on weather to pull production riser. Meanwhile performed general rig maintenance performed cleaning and housekeeping in shakers and pump room. Prepared to change wire on aft manriding winch. Removed drillfloor hatch to moonpool and transfered xmas tree to maindeck. Conducted high wind checks in derrick and drilling areas.
07:00 - 19:00: Waited on weather to pull production riser. Meanwhile performed general rig maintenance cleaned and cleared cantilever. Changed out wires on FWD and aft PRS. Prepared for n/d BOP and diverter. Changed wire on aft manriding winch. Conducted high wind checks in derrick and drilling areas. Prepared moonpool for deluge test. Held TOFS with drill crew and third party personnel.
19:00 - 00:00: Waited on weather to pull production riser. Meanwhile performed general rig maintenance changed out wires on FWD and aft PRS. Cleaning and housekeeping. Maintained valves in pump room.

24-hour summary: Waited on weather to pull production riser. Performed general rig maintenance and housekeeping. Performed high wind checks. Held statoil TOFS with drilling crew and third party personnel.
Hourly activities:
00:00 - 07:00: Waited on weather to pull production riser. Meanwhile performed general rig maintenance changed out wires on FWD and aft PRS. Cleaning and housekeeping. Replaced contingency kill hose on manifold in moonpool f-12). Pressure tested hose.
07:00 - 19:00: Waited on weather to pull production riser. Meanwhile performed general rig maintenance pressure tested contingency kill manifold in moonpool. Performed pull test on FWD and aft PRS. B/o and l/o damaged top single on DP stand p/u and m/u single from deck. R/b stand. Greased valves on kill manifold. Function tested deluge system on drillfloor and moonpool. R/d leaking low torque valve from kill manifold. B/o and l/d 3 1/2" from derrick.
19:00 - 00:00: Waited on weather to pull production riser. Meanwhile performed general rig maintenance b/o and l/d 3 1/2" from derrick. Repaired leaking low torque valve. Performed cleaning in pit- Crew members participated in e-learning courses.

24-hour summary: Waited on weather to pull production riser. Meanwhile performed general rig maintenance and housekeeping.
Hourly activities:
00:00 - 07:00: Waited on weather to pull production riser. Meanwhile performed general rig maintenance p/t contingency kill manifold in moonpool. Performed cleaning in pit- Performed housekeeping in drilling areas.
07:00 - 19:00: Waited on weather to pull production riser. Meanwhile performed general rig maintenance weekly inspection on aft IRN. Performed high wind checks. Changed out FWD PRS wire, interrupted job due to wind speed above 45 knts. Performed cleaning and housekeeping in drilling areas.
19:00 - 00:00: Waited on weather to pull production riser. Meanwhile performed general rig maintenance continued to change out FWD PRS wires. Performed cleaning and housekeeping in drilling areas.

24-hour summary: Waited on weather to pull production riser. Meanwhile performed general rig maintenance, cleaning and housekeeping.
Hourly activities:
00:00 - 07:00: Waited on weather to pull production riser. Meanwhile performed general rig maintenance rigged up kill contingency manifold for f-12 w/ new hoses. Changed out FWD PRS wires. Greased manifolds on drill floor. Cleaned spacer pits. Performed cleaning and housekeeping in drilling areas.
07:00 - 16:30: Waited on weather to pull production riser. Meanwhile performed general rig maintenance calibrated FWD PRS after wire change out. Tested drilling equipment after isolations. Greased standpipe manifold. Pressure tested production riser to 20/200 bar for 5/10 min.
16:30 - 17:00: Waited on weather to pull production riser. Meanwhile p/u and m/u running tool for archer safelock plug. Checked tool on surface.
17:00 - 17:30: Waited on weather to pull production riser. Meanwhile RIH w/ running tool on 5 1/2" DP from surface to 205 m.
17:30 - 17:45: Waited on weather to pull production riser. Meanwhile installed PS 21 slips.
17:45 - 19:30: Waited on weather to pull production riser. Meanwhile RIH on 5 1/2" DP from 205 m to 1538 m. Avg. Tripping speed 762 m/hr.
19:30 - 20:00: Waited on weather to pull production riser. Meanwhile displaced production riser to 1,21 SG OBM. 2000 l/min and 30 bar. Diverted SW returns to dedicated pit.
20:00 - 20:30: Waited on weather to pull production riser. Meanwhile RIH on 5 1/2" to 1810 m. Established circulation and washed area above plug w/ 2400 LPM, 40 bar.
20:30 - 21:15: Waited on weather to pull production riser. Meanwhile engaged plug as per archer instructions. Pressured up above ball valve to 30 bar. Attempted to open ball valve w/o success. Bleed pressure to 20 bar. Opened ball valve and observed pressure drop.
21:15 - 21:45: Waited on weather to pull production riser. Meanwhile released safelock plug w/ 15 RH turns and let packer elements relax.
21:45 - 22:15: Waited on weather to pull production riser. Meanwhile RIH below plug setting depth and confirmed plug free. Flow checked well for 15 min. Well stable.
22:15 - 00:00: Waited on weather to pull production riser. Meanwhile POOH w/ 9 5/8" safelock plug on 5 1/2" DP from 1815 m to 1010 m. Avg. Tripping speed 460 m/hr.

24-hour summary: Waited on weather to pull production riser. Meanwhile performed general rig maintenance RIH w/ running tool for 9 5/8" safelock plug on 5 1/2" DP. Displaced production riser to 1,21 SG OBM. Engaged plug, equalized pressure and released plug. POOH with safelock plug on 5 1/2" DP to 1010 m.
Hourly activities:
00:00 - 01:45: Waited on weather to pull production riser. Meanwhile POOH w/ 9 5/8" safelock plug on 5 1/2" DP from 1010 m to 8 m. Avg. Tripping speed 577 m/hr.
01:45 - 02:00: Waited on weather to pull production riser. Meanwhile l/d the 9 5/8" safelock plug including RT.
02:00 - 02:30: Waited on weather to pull production riser. Meanwhile cleaned and cleared rig floor.
02:30 - 07:00: Waited on weather and weatherford casing crew helicopter cancelled due to fog meanwhile prepared for running 2 7/8" cement stinger and setting p&a plugs in 7" liner.
07:00 - 15:00: Waited on weather to pull production riser. Meanwhile performed inventory on rig floor and moonpool work aloft locker. Tested BX elevators with 2 7/8" inserts and 2 7/8" tubing. Rigged up 2 7/8" auto slips and dog collar. Performed general rig maintenance. Repaired netting around cantilever handrails and logging unit deck. Climbers inspected derrick work basket and manriding winch sheave in crown.
15:00 - 19:00: Waited on weather to pull production riser. Meanwhile lifted equipment to rigfloor. R/u casing tong, power frame and control equipment and function tested same.
19:00 - 23:30: Waited on weather to pull production riser. Meanwhile picked up, made up and RIH open ended to 420 m w/ 45 joints of 2 7/8" tubing, 10 jnts/hr.
23:30 - 00:00: Waited on weather to pull production riser. Meanwhile changed to 5 1/2" handling equipment. Installed x-over f/ 2 7/8" to 3 1/2" and f/ 3 1/2" to 5 1/2" DP.

24-hour summary: Waited on weather to pull production riser. Meanwhile POOH with 9 5/8" safelock plug from 1010 m to surface. L/o safelock plug and RT. Performed general rig maintenance and housekeeping. R/u weatherford equipment for 2 7/8" tubing. P/u 45 joints 2 7/8" tubing from deck, m/u same and RIH to 420 m. Changed handling equipment and installed x-over to 5 1/2" DP.
Hourly activities:
00:00 - 01:30: R/d handling equipment removed bowls and installed PS 21 slips
01:30 - 05:30: RIH w/ open ended 2 7/8" cement stinger on 5 1/2" DP from 420 m to 2793 m.
05:30 - 08:30: Took weight 2793 m. Pulled up to 2761 m, broke circulation 1000 LPM, 81 bar. Washed in hole with 500 LPM, 40 bar from 2761 m and tagged top of plug 3052,6 m with 2 tons.
08:30 - 08:45: Made up cement head and connected surface lines.
08:45 - 11:30: Broke circulation with 500 LPM, 45 bar, increased flow in increments to 2230 LPM, 280 bar and circulated 2 x bottoms up with 1. 21 SG OBM while rotating 10 RPM. Pressure tested the surface lines to 200 bar, 5 min. OK.
11:30 - 12:45: Spotted p&a plug pumped 8. 0 m3 1. 60 spacer with 800 LPM, mixed and pumped 8. 24 m3 1. 90 SG gas tight slurry with 640 LPM, followed by 3. 8 m3 1. 60 SG spacer. Displaced cement with 24. 9 m3 1. 21 SG OBM with 2200 LPM, 10 20 RPM.
12:45 - 13:00: Disconnected surface lines and laid down cement head.
13:00 - 14:00: Pulled out of cement with 2 7/8" stinger from 3052 m to 2600 m. No back-flow observed.
14:00 - 15:45: Installed 2 x sponge ball. Circulated 1. 5 x bottoms up with 2200 lplm, 290 bar at 50 RPM, 9 12 KNM. Observed traces of cement and spacer in returns. No OBM diverted to slops. Performed time-out for statoil information meeting with crew during circulation.
15:45 - 16:00: Pumped slug.
16:00 - 19:00: POOH with 2 7/8" cement stinger on 5 1/2" DP from 2600 to 1430 m. Avg. Tripping speed 290 m/hr.
19:00 - 19:15: Performed pre-job meeting with new crew prior to POOH with 2 7/8" cement stinger on 5 1/2" DP.
19:15 - 19:30: POOH with 2 7/8" cement stinger on 5 1/2" DP from 1430 m to 1191 m. Avg. Tripping speed 950 m/hr.
19:30 - 20:15: Performed time-out for statoil information meeting with crew.
20:15 - 21:00: POOH with 2 7/8" cement stinger on 5 1/2" DP from 1191 m to 830 m. Avg. Tripping speed 480 m/hr.
21:00 - 21:15: Filled trip-tank. Cleared and cleaned rig-floor.
21:15 - 21:45: POOH with 2 7/8" cement stinger on 5 1/2" DP from 830 m to 422 m. Avg. Tripping speed 816 m/hr.
21:45 - 22:15: Cleared and cleaned rig-floor prior to rigging up 2 7/8" tubing handling equipment.
22:15 - 22:30: Performed pre-job meeting prior to rigging up 2 7/8" tubing handling equipment.
22:30 - 00:00: R/u handling equipment and broke 5 1/2" x 3 1/2" x 2 7/8" x-over. Racked back last 5 1/2" DP stand and changed handling equipment to 2 7/8".

24-hour summary: Made up 2 7/8" cement stinger, RIH with same on 5 1/2" DP and tagged top of plug 3052. 6 m. Spotted p&a plug from 3052 m to 2700 m, circulated 1. 5 x bottoms up and POOH with 2 7/8" cement stinger on 5 1/2" DP.