Hourly activities:
00:00 - 01:00: Lowered upper riser section and connected same. Meanwhile altus and halliburton tested tools on pipe deck.
01:00 - 01:30: Held prejob meeting. Reviewed operation and procedure for logging well.
01:30 - 02:00: Drilling had som issues with elevator. Fixed prior to start building lubricator.
02:00 - 04:15: Built lubricator on drill floor horizontally. Connected sheave wheel to spreader beam in top drive and lifted lubricator into vertical position. Meanwhile tested halliburton tools on pipe deck.
04:15 - 04:35: Held toolbox talk prior to install BHA into lubricator.
04:35 - 06:00: M/u BHA tractor and PLT/RST toolstring and installed same into lubricator. Stabbed lubricator and started filling rig up with MEG used production MEG pump.
06:00 - 07:15: Leak tested RU to 20/345 bar 5 min.
07:15 - 07:45: Waited on production for pumping MEG for equalizing pressure above DHSV.
07:45 - 08:45: Production pumped 10 m3 MEG and equalized pressure above DHSV.
08:45 - 08:50: Opened SV. Siwhp 62 bar.
08:50 - 09:15: RIH BHA tractor and PLT/RST toolstring from surface to 500 m.
09:15 - 09:40: Schlumberger checked PLT/RST tools.
09:40 - 12:40: Continued RIH to 2925 m. Meanwhile held well control drill, lost air supply to grease injection skid. Held debrief. Depth p/u weight 500 m 1100 lbs 1000 m 1730 lbs 1500 m 2450 lbs 2000 m 3050 lbs 2500 m 3900 lbs
12:40 - 13:00: Correlated depth across intervall 2925 m to 2800 m.
13:00 - 13:50: Calibrated spinner at 10, 20 and 30 m/min in interval 2925 m to 2800 m.
13:50 - 14:05: Continued RIH to 3101 m, not able to get deeper by gravity.
14:05 - 14:15: Pulled up to 3075 m and activated tractor.
14:15 - 15:40: Continued RIH from 3075 m to 3640 m with tractor. Depth p/u weight 3000 m 4200 lbs 3500 m 4450 lbs stopped at 3640 to perform correlation pass.
15:40 - 16:15: Pulled up from 3640 to 3523 and correlated. Observed challenge in reading CCL and porosity for correlation.
16:15 - 16:25: Powered down logging tools and switched to tractor. Powered up tractor.
16:25 - 17:00: Started tractor and RIH from 3523 to 3931 m. Observed high current draw from tractor, indicating tractor stalling out. Had normal PW at 3931 m which was hud.
17:00 - 17:30: Defined 3931 as hud. Depth was 42 m shallower than stated in program. OK to proceed.
17:30 - 18:25: Logged sigma pass from 3931 m up to 3475 m at 10 m/min.
18:25 - 18:40: Powered down logging tools and switched to tractor. Powered up tractor.
18:40 - 19:30: Started tractor and RIH to 3795 m using tractor.
19:30 - 20:10: Switched back to schlumberger to perform IC pass.
20:10 - 23:20: Started IC pass pulling 0,5 m/min from 3785 up to 3480 m according to program. Meanwhile performed well control drill leak below BOP.
23:20 - 23:45: Stopped at 3660 m. Observed cable speed ocasionally jumping between 0,2-2 m/min. Challenging to keep steady speed. Discussed with petec to keep speed as close as possible to 0,5 m/min. OK to proceed.
23:45 - 00:00: Continued to log IC pass from 3660 to 3480 m at 0,5 m/min.

24-hour summary: Completetd rigging up WL equipment. Installed tractor PLT/RST toolstring. Performed sigma pass from 3949-3480 m. Logged IC pass from 3785 to 3660 m.