Hourly activities:
00:00 - 01:15: RIH WL toolstring for pulling NPR plug from surface to trscssv at 496 m MDRT. Found that trscssv was closed. Decided not to wait for CMT unit production needed to equalize and open trscssv on f-12 to re-start production. Hooked up pump on rig floor to needle valve on lubricator to equalize and open trscssv in f-4. Ran through trscssv at 496 m MDRT and verified that it was fully open.
01:15 - 03:00: Continued RIH WL toolstring for pulling NPR plug to 2600 m MDRT using running procedures for new cables. Running speed 40 m/min. Did not bleed off pressure while RIH and had 11-12 bar in well at 2600 m. Up weight 710 kg hanging weight 530 kg RIH weight 422 kg.
03:00 - 04:00: RIH and latched GS pulling tool into NPR plug at 2649. 7 m. Jared down to equalize ports in the plug. Waited 15 min for pressure across plug to equalize. Pressure dropped to 10 bar. Bleed off pressure. Released NPR plug by jaring up once. Got 150 kg increase in string weight. Waited 30 min to allow elements to retract.
04:00 - 06:00: POOH with NPR plug. Observed that weight dropped back to up weight while POOH. RIH and latched GS pulling tool into NPR plug at 2649. 7 m. Pressured up well to 10 bar. Jarred down to equalize ports in the plug. Waited 15 min for pressure across plug to equalize. No pressure drop observed. Released NPR plug by jaring up 105 hits. Adjusted stress point on cable after 60 hits with jar. Got approx 300 kg increase in string weight. Bleed off pressure. Waited 30 min to allow elements to retract.
06:00 - 09:00: POOH with NPR plug on 7/32 cable, worked through trscssv at 496 m with 200 kg overpull. Closed SV using 42 turns and closed HMV. Bled off pressure in XMT, riser and lubricator to closed drain.
09:00 - 10:30: RD lubricator and cut wireline as per seawell instructions. LD and inspected BHA and NPR plug. Plug had only small rift on rubber element.
10:30 - 11:45: Held tool box meeting. Attempted to increase trscssv CL pressure to 570 bar with seawell pump without sucess. MAX pressure of 540 bar with seawell pump. RU vetco pump to pressure up CL to 570 bar.
11:45 - 12:45: Lined up to test 7" tubing/liner to 380 bar through KWV with CMT pump. Opened ltv1 and ltv2. Pressured up well to test 7" tubing/liner to 35/380 bar for 5/10 min against EZSV plug at 3448 m MDRT. Pumped 1195 ltrs and bled back 1190 ltrs. Dropped 1. 6 bar/10 min. Closed HMV. Adjusted trscssv CL pressure to 520 bar.
12:45 - 15:00: Installed check valve in test line to CMT unit. Performed line test from CMT unit against KWV to 185 bar/10 min. Dropped 0. 9 bar/10 min. Bled down to 10 bar on CMT unit to inflow test check valve. Bled down pressure between KWV and check valve to closed drain. Meanwhile RU scaffolding and lubricator to grease head.
15:00 - 20:45: RU additional lubricator sections needed for perforation runs. Lifted riser sections to rig floor. Modified scaffolding to a higher level to be able to assemble lubricator. RU to run 7/16" electric line. Prepared grease injection head. MU cable head with PGGT.
20:45 - 23:00: Installed cable head and PGGT with bottom nose in riser. Connected WL riser at in-situ sub. Confirmed correct line up from CMT unit. Opened SV and KWV on XMT. Filled up riser and leak tested WL rigup to 30/185 bar for 5/10 min with CMT pump against HMV. Dropped 0. 6 bar/10 min. Bled off pressure to closed drain. Closed SV.
23:00 - 00:00: Drained lubricator. Broke riser at in-situ sub and LD toolstring. Cleared drill floor. Installed nitrogen rack and regulator on drill floor.

24-hour summary: POOH with NPR plug. Pressure tested 7" tubing/liner to 380 bar. Extended rig up with additional lengths of riser and lubricator. Built scaffolding to be able to install perforation guns in riser. Tested rig-up to 30/185 bar with dummy toolstring. Broke riser at in-situ sub and installed perforation guns.