Hourly activities:
00:00 - 01:45: Continued manufacturing plate for handling of 5½" HWDP. Laid out one DC.
01:45 - 02:15: Held tool box talk and SJA prior to run in with 5½" HWDP and brake out top double and lay out same.
02:15 - 02:45: Ran in with 5½" HWDP. Picked up and took weight, not possible move up, found adjustment sub setting tool hung up in casing collar between casing jnt and space out pup. Continued RIH and positioned HWDP collar above 10 3/4" surface hanger.
02:45 - 03:30: Serviced broke HWDP collar, picked up HWDP. Installed plate and 5½" DP elevators on top of 10 3/4" surface hanger and secured same.
03:30 - 03:45: Backed out HWDP double and parked same with aft PRS.
03:45 - 04:00: Held tool box talk prior to change elevators to 10 3/4" casing, changing for longer bails and rig up 10 3/4" casing tong.
04:00 - 06:00: Changed elevators to 10 3/4" casing. Changed for longer bails and rigged up 10 3/4" casing tong.
06:00 - 06:30: Rigged up 10 3/4" casing tong.
06:30 - 07:00: Pulled 10 3/4" surface hanger and space out pup up into the rotary table and broke connection. Pulled up the 10 3/4" surface hanger and space out pup with the inner string and surfaced the adjustment sub setting tool. Inspected the adjustment sub setting tool and found the engaging ring broken and deformed. Removed the ring.
07:00 - 11:30: Held tool box talk and made up the 10 3/4" surface hanger, ran in same and landed off in RT. Changed to bx4 DP elevator and rigged down the 10 3/4" casing tong. Made up the 5½" HWDP double. Removed the c plate and retrieved the 5½" HWDP stand and racked back in derrick. Pulled the adjustment sub setting tool and laid out same. Retrieved the 5½" HWDP stand below adjustment sub setting tool and racked back in derrick.
11:30 - 12:30: Held tool box talk and rigged up 10 3/4" casing tong and changed to bx3 10 3/4" casing elevators. Pulled the 10 3/4" surface hanger with space out pup.
12:30 - 13:45: Held tool box talk and laid out 10 3/4" surface hanger with space out pup.
13:45 - 15:00: Picked up new space out pup and back up 10 3/4" surface hanger and made up same. Ran and landed off in rotary table.
15:00 - 16:15: Changed to 5½" DP bx4 elevator and made up spear assy. Made up spear to HWDP and RIH and engaged the spear in the 10 3/4" casing.
16:15 - 17:30: RIH with surface hanger and tagged tie back. Rotated the string with 1 RPM and screwed into the tie back. Torqued up in 500 NM stages with 13 MT overpull to final torque of 10,500 NM.
17:30 - 18:00: Released the spear and POOH with same. Broke off TDS and racked back spear in derrick.
18:00 - 18:30: Rigged down 10 3/4" casing tong.
18:30 - 19:00: Made up 5½" HWDP and XO.
19:00 - 21:15: Held tool box talk and picked up the back up adjustment sub setting tool and made up same to one 5½" HWDP. RIH with the adjustment sub setting tool and engaged the adjustment sub latch profile. Applied 140 bars inside the setting tool, compressed adjustment sub as per dril-quip instruction, rotated totally 14. 4 turns. Took 30 MT overpull. Set down string to neutral weight and bled of the pressure, waited for 5 mins for locking dog to relax.
21:15 - 21:45: POOH with adjustment sub setting tool, laid out same and racked back 5½" HWDP in derrick.
21:45 - 22:00: Picked up spear assy and broke/laid out same, racked 5½" HWDP in derrick.
22:00 - 23:15: Held tool box talk and picked up the HRT with 2 meter DP handling pup. Inspected threads and o-ring seal. RIH with the HRT and made up HRT to the 10 3/4" surface hanger by 10 left hand turns.
23:15 - 00:00: Lined up and leak tested the CMT line to rig floor 345 bars 5 mins. Bled of pressure and lined up and leak tested the 10 3/4" surface tie back casing against the RTTS at 350m, 345 bars 10 mins with SW, volume pumped 409 litres and had 409 in returns.

24-hour summary: Pulled tie-back casing hanger. Retrieved adjustement sub setting tool. Picked up back up hanger. Installed 10 3/4" tie back casing and pressure tested same to 345 bars 10 mins. Installed 10 3/4" MS-T seal assy and tested same 345 bars 10 mins. Set 10 3/4" bowl protector. Prepared for retrieval of the RTTS. RIH with RTTS pulling tool from surface to 10m.