bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 00:30: Wow prior to retrieve the HP riser. No access to rig floor, due to exhaust fumes.
00:30 - 03:00: Held tool box talk and n/d diverter and BOP. Had gas turbines shut down at 01 25 due to exhaust fumes blowing into the rig floor.
03:00 - 03:15: Held tool box talk prior to m/u the claxton tool.
03:15 - 06:00: Landed the claxton tool on to the HPDR. Made claxton tool to 1300 ft-lbs.
06:00 - 07:00: Wow prior to retrieve the HP riser. Time wind speed wind direction sea wave direction knots deg m deg 06 30 22/25 350 3,4/5,4 340
07:00 - 11:00: Shut in f-12 for production. Simultaneously prepared for retrieving HPDR BOP joint. Moved CRI hose line from f-12 to f-14. Installed hot stab, for releasing of riser TBC. Time wind speed wind direction sea wave direction knots deg m deg 08 30 13/15 020 3,5/5,5 340
11:00 - 15:00: Loosen BOP/TENSION joint flange. At 11 15 confirmed production shut in. Time wind speed wind direction sea wave direction knots deg m deg 11 30 6/11 030 2,6/4,1 340 13 30 4/10 050 2,2/3,4 340 15 00 1/3 110 2,1/3,4 350
15:00 - 15:30: Removed horizontal tension support for riser in the moon pool.
15:30 - 16:00: Loosen the remaining 4 bolts on BOP/TENSION joint flange.
16:00 - 16:45: Picked up the BOP joint and racked back one DP stand.
16:45 - 17:30: R/u elevator on slings to allow, for laying out the claxton tool with pup joint attached. Removed master bushing and outer ring.
17:30 - 18:15: Pulled the BOP joint above the RT. Installed outer ring and the master bushing. Preserved the BOP joint flange. Laid out the BOP joint.
18:15 - 18:30: R/d slings on elevator.
18:30 - 19:00: Made up riser lifting sub on one DP STD.
19:00 - 20:45: Held tool box talk and RIH with c-type lifting sub and made up same to tension joint. Simultaneously disconnected the claxton tool from the BOP joint.
20:45 - 21:45: Installed spider. Time wind speed wind direction sea wave direction knots deg m deg 21 30 4/8 160 1,7/2,7 350
21:45 - 00:00: Held tool box talk and applied 130 MT on to the string. Commenced to remove tension cylinders.

24-hour summary: Wow prior to pull HPDR. Shut in f12 production. Prepared for/disconnected and pulled HPDR.
Hourly activities:
00:00 - 01:45: Continued rigging down the tension system. Time wind speed wind direction sea wave direction knots deg m deg 00 20 7/12 160 1,3/2,1 360
01:45 - 03:00: Held tool box talk and slacked of to 110 MT on the string. Released TBC as per vetco procedure.
03:00 - 04:30: Pulled HPDR tensinon joint and landed of in spider. Racked back stand in derrick. Made up HPDR lifting sub. Pulled back first double HPDR with tension joint on top and landed of in spider.
04:30 - 06:00: Disconnected flange bolt on HPDR flange and picked up double. Time wind speed wind direction sea wave direction knots deg m deg 05 00 11/15 170 1,5/2,4 360
06:00 - 08:00: Made up handling flange type c to HPDR double b in rotary.
08:00 - 09:00: Landed double a on HTS cradle with simultaneous lift by deck crane and block. Re-slung double a and lifted to horizontal storage rack using deck crane.
09:00 - 10:00: Pulled HPDR double b through rotary and placed coupling in working height above riser spider. Removed fairrings.
10:00 - 14:15: Landed off double b in riser spider. Broke bolts on flange. Inspected and preserved seal surfaces on flanges. Made up handling flange flange type c to double c.
14:15 - 15:00: Landed double b on HTS cradle with simultaneous lift by deck crane and block. Re-slung double b and lifted to horizontal storage rack using deck crane.
15:00 - 16:00: Pulled HPDR double c through rotary and placed coupling in working height above riser spider. Removed fairrings.
16:00 - 18:15: Landed off double c in riser spider. Broke bolts on flange. Lifted off double c. Inspected and preserved seal surfaces on flanges. Made up handling flange type c to standard joint Meanwhile ROV brushed wellhead seal area and installed VXG ring.
18:15 - 19:15: Landed double c on HTS cradle with simultaneous lift with deck crane and block. Re-slung double c and lifted to horizontal storage rack using deck crane.
19:15 - 21:30: Pulled HPDR standard joint and placed coupling in working height above riser spider. Removed fairrings. Landed off HPDR standard joint in riser spider. Broke bolts on flange. Observed loose skirt on TBC connector, bolts partly unscrewd and 2 bolts missing. Thightended bolts on TBC skirt.
21:30 - 22:15: Made up handling flange type c to HPDR lower pup joint.
22:15 - 22:30: Landed HPDR standard joint on HTS cradle with simultaneous lift by deck crane and block. Re-slung double HPDR standard joint and lifted to basket on main deck.
22:30 - 00:00: Pulled HPDR lower pup joint and placed coupling in working height above riser spider. Removed fairrings. Landed off HPDR standard joint in riser spider. Meanwhile installed debris cap on f-4 using ROV and tugger assist.

24-hour summary: Pulled HPDR from 140 m to surface. Laid doubles in horizontal storage rack. Prepared singles for backload.
Hourly activities:
00:00 - 01:30: Broke bolts on flange between lower pup and stress joint.
01:30 - 02:30: Due to findings made by production department, halted operation for inspection in wellhead area. A support bracket on the f-12 flowline/piping was found to be ripped off. M rsk rig management decided not to start production due to the circumstances. Further investigation/assessment needed before starting production.
02:30 - 03:30: Landed HPDR lower pup joint on HTS cradle with simultaneous lift by deck crane and block. Removed handling flange. Re-slung HPDR lower pup joint and lifted to basket on main deck.
03:30 - 05:15: Installed handling flange type c on TBC joint. Pulled out TBC joint and laid down on HTS cradle with simultaneous lift by block and deck crane. Removed handling flange. Lifted TBC joint to basket on main deck.
05:15 - 06:00: Wow for running production riser. Meanwhile cleared and tidied rigfloor. Brought f-4 flexible hose onto HTS. Held toolbox talk prior to transferring flexible hose to XMT deck.
06:00 - 19:00: Waited on weather. Meanwhile XMT deck for reception of f-4 flexible hose f-4 flexible hose to XMT deck flexibel hose in roof and jacked to position for hook up BOP on test stump and made up NT-2 connector door seal on BOP
19:00 - 00:00: Waited on weather. Meanwhile on hooking up flexible hose production in equalizing across DHSV

24-hour summary: Waited on weather for running production riser. Meanwhile brought flexible hose to XMT deck and hooked up same. Landed BOP on test stump. Attempted to test BOP to 15 k. Had leakage on test stump. Changed gasket on test stump. Lifted f-4 XMT to moonpool. Transferred tension cylinders to XMT deck.
Hourly activities:
00:00 - 06:00: Waited on weather. Meanwhile on hooking up flexible hose BOP 6 month 15 k test had lekage on test stump gasket on test stump and made up NT-2 connector f-4 XMT to moonpool tension cylinders for f-14 to XMT deck
06:00 - 20:00: Waited on weather for running production riser. Meanwhile 6 month BOP test to 15 k 10 MT tugger in moonopol guide funnel to f-4 and installed debris cover derrick inspection
20:00 - 00:00: Waited on weather for running production riser. Meanwhile repair of BX elevator TBC joint to drillfllor pre-operational checks on TBC

24-hour summary: Waited on weather to obtain conditions for running production riser. Meanwhile tested BOP to 15 k. Lifted TBC to drillfloor and performed pre-operational checks. Laid out 10 3/4" casing. Installed vinyl guides and tenison ring in wellhead module decks.
Hourly activities:
00:00 - 00:30: Installed norse cutting equipment on riser.
00:30 - 04:30: Cut riser according to norse procedure. Meanwhile flood lights in derrick checked both PRS'S with focus on falling objects tuggerchains and control panels on drillfloor gray valve and fosvs to 345 bar wellhead to drillfloor
04:30 - 05:15: Released top part of riser when cut obtained. Re-configuered cutting jig with 45 deg blades for machining bevel. Put protective ball on top of cut to avoid swarf falling into well.
05:15 - 06:00: Cut 45 deg bevel on riser circumference.
06:00 - 07:15: Rigged down norse cutting equipment. Removed swarf and smoothed down cut. Marked deck for wellhead orientation.
07:15 - 08:15: Packed and removed cutting equipment. Cleared and tidied wellhead decks.
08:15 - 09:00: Pulled landing stand and laid out handling flange and riser cut off.
09:00 - 09:15: Held toolbox talk prior to lowering WH with dual lift.
09:15 - 10:00: Lowered WH to tensioner deck and landed same on top of riser.
10:00 - 16:30: Orientated WH with valve stack pointing 45 deg relative to port/fwd. Pressure tested BT-SEALS to 35 bar OK. Energized plastic in upper annd lower BT seal. Tested seals to 207 bar 10 min OK. Locked in 1000 psi after test. Energized slips with cap srews according to vetco procedure. Pull tested WH with tugger OK. Installed valves on a and b annulus outlets. Meanwhile loosended bolts on BOP NT-2 connector on stump. Made preparations to run BOP riser joint.
16:30 - 16:45: Held toolbox talk prior to installing BOP riser joint.
16:45 - 17:45: Ran BOP riser joint using block and dedicated slings and landed on wellhead. Made up NT-2 connector. Retrieved lift slings.
17:45 - 18:00: Held toolbox talk prior to nippling BOP.
18:00 - 22:30: Nippled up BOP. Meanwhile prepared for installing diverter.
22:30 - 22:45: Held toolbox talk prior to installing slick joint and diverter.
22:45 - 00:00: Installed diverter in housing.

24-hour summary: Installed surface wellhead and tested same. Ran BOP riser joint. Nippled up BOP. Installed diverter and slickjoint. Tested BOP connection and annulus valves against test plug to 345 bar. Made up bowl protector RT.
Hourly activities:
00:00 - 02:00: Moved m rsk casing tong from drawwork deck storage and moved in front of IR.
02:00 - 05:00: Hooked up casing tong. Changed head on PDM to accommodate 10 3/4" casing. Moved HTS rollers from FWD to aft end of cantilever. Dressed PS-30 casing with 10 3/4" inserts/dies. Removed masterbushing and installed PS-30 in rotary. Hooked up PS-30 slip. Programmed and tested casing tong negative.
05:00 - 05:30: Troubleshot casing tong programming.
05:30 - 06:00: Function tested casing tong OK.
06:00 - 07:00: Picked up tie-back adapter and checked seals and acme thread. Installed tie-back adapter in slips. Secured same with dogcollar.
07:00 - 08:00: Picked up first 10 3/4" joint and stabbed on to tie-back adapter. Had problems with m rsk casing tong. Not able to get torque/turn curves on computer.
08:00 - 09:00: Investigated problem with casing tong.
09:00 - 09:30: Laid out tie-back adapter. Picked up joint and to test make up with m rsk casing tong.
09:30 - 11:45: Attempted to make up connection, investigated missing torque reading on m rsk system. Traced fault to be load cell or load cell amplifier.
11:45 - 12:15: Laid out jont and due to overtorque.
12:15 - 14:00: Rigged down m rsk casing tong and frame.
14:00 - 15:45: Rigged up odfjell casing tong and installed in rails in front of IR. Meanwhile held tollbox talk for re-installing safety net on FWD PRS.
15:45 - 18:15: Re-installed safety net around FWD PRS.
18:15 - 19:15: Powered up OWS casing tong. Installed travle cylinder.
19:15 - 21:00: Picked up tie-back connector and installed same in slips. Picked up 1 st joint and attempted to make up to tie-back adapter not able to get torque/turn curve on odfjell computer. Trouble shot situation. Changed gauges and valve on odfjell tong.
21:00 - 23:00: RIH with 10 3/4" tie-back casing from surface to 108 m MD according to tally.
23:00 - 00:00: Picked up and made up 10 3/4" hanger adjustable sub assy. Landed hanger in slips. Broke off casing hanger handling tool. Checked casing hanger. Changed from bx3 to 5 1/2" BX elevator.

24-hour summary: Troublehot m rsk casing tong. Changed to odfjell casing tong. Troubleshot odfjell casing tong. Made up and RIH with 10 3/4" surface tie-back casing. Made up adjustment sub and 10 3/4" hanger. Engaged spear. Troubleshot TDS torque wrench. RIH and made several attempts to land. Achieved satifactory datum on 4th attempt. Made up tie-back adapter to 10 000 NM. POOH with spear. Rigged down casing tong and PS-30 slips.
Hourly activities:
00:00 - 02:30: Repaired aft PRS. Meanwhile prepared for rigging casing running equipment.
02:30 - 03:45: Rigged up odfjell casing tong ADN PS-30 slips dressed for 10 3/4" casing.
03:45 - 04:00: Held toolbox talk for running 10 3/4" hanger running tool on 10 3/4" casing.
04:00 - 05:00: Made up 10 3/4" x 1502 swedge to 8 m 10 3/4" casing joint. Laid out casing joint.
05:00 - 05:30: Suspended operation due to reported fumes. Wind direction 330. Assessed situation. Decided to resume operation.
05:30 - 06:00: Picked up 10 3/4" casing hanger RT and hung off in slips. Picked up joint of 10 3/4" casing and made up to RT. Picked up joint with pre-made swedge.
06:00 - 07:00: Made up pup joint with pre-made 1502 swedge. RIH and landed casing hanger RT at 20 m MD. Set of weight of landing string. Entered hanger RT threads using chain tong. Made up RT with 9 lefthand turns using casing tong.
07:00 - 07:15: Held toolbox talk prior to pressure testing.
07:15 - 08:00: Rigged up 1502 chicksan from swedge to cement hose hub on drillfloor.
08:00 - 08:45: Lined up to cement pump and flushed lines. Performed line test to 380 bar OK. Exhaust fumes detected on drillfloor.
08:45 - 09:30: Pressured up on cement unit and tested upper tie-back/adjustment sub/tie-back adapter to 380 bar min OK. Pumped and bled back 587 litres.
09:30 - 21:30: Exhaust fumes on drillfoor and drillers cabin. Suspended drillfloor operations. Checked wind and conditions every 30 min. Monitored well from shaker control room. Meanwhile and tidied in moonpool and tidied in wellhead module in heavy tool store 21 30 shut down gas turbines to get working conditions on drillfloor.
21:30 - 23:45: Resumed work on drillfloor. Broke out casing hanger RT with 10 turns. Unable to latch elevator on 10 3/4" casing, had to use singel joint elevator and tugger. Pulled 10 3/4" landing string. Broke out RT. Broke out 1502 swedge.
23:45 - 00:00: Rigged down casing tong.

24-hour summary: Landed 10 3/4" casing hanger running tool. Pressure tested upper tie-back casing against GTV plug to 380 bar OK. Suspended operations due to exhaust fumes on drillfloor. Meanwhile cleaned in drilling areas. Shut down gas turbines. Pulled 10 3/4" casing hanger RT. Rigged down casing running equipment. Dropped object on drillfloor suspended operations. Secured and isolated aft PRS. Resumed operations. Made up MS-SEAL running tool. Function tested tool.
Hourly activities:
00:00 - 00:30: Rigged down casing tong. Removed PS-30 slips. Observed dropped object on drillfloor hex/allen bolt head from aft PRS. Suspended operations for investigation. Fenced off drillfloor.
00:30 - 03:00: Inspected aft PRS. Discussed way forward. Parked and isolated aft PRS. Secured backside of aft PRS gripper head with cover and trailer straps for dropped object prevention.
03:00 - 03:45: Resumed operations. Removed bx3 elevator and installed 5 1/2" DP elevator. Cleared drillfloor from casing handing equipment.
03:45 - 04:45: Ran 2 x 5 1/2" DP singels and made up to MS-SEAL running tool. Meanwhile laid out DP singels on deck to cater for continued operations.
04:45 - 06:00: Made up control lines to MS-SEAL RT. Function tested and adjusted dogs and stroke on MS seal RT.
06:00 - 07:00: Locked MS seal running tool in surface WH, observed 0,4 l return OK. Performed 10 MT overpull to confirm latch OK. Set MS seal assembly by applying 4300 psi. Observed 1,62" travel 3,5 liter returned fluid OK.
07:00 - 07:45: Pressure tested MS seal through test port in surface wellhead to 380 bar 10 min OK.
07:45 - 08:15: Released dogs in MS seal RT by rotating 5 turns to the right.
08:15 - 09:00: POOH with MS seal RT on 5 1/2" DP stand. Broke RT tool and laid down.
09:00 - 09:15: Held toolbx talk before running bowl protector.
09:15 - 10:00: Made up bowl protector RT. RIH and set bowl protector at 20,10 m MD.
10:00 - 10:45: Broke out RT and laid down same. Laid out 2 joints of 5 1/2" DP.
10:45 - 11:30: Held toolbox talk and prepared for running casing drift. Experienced problems with programming PDM.
11:30 - 13:15: Troubleshot PDM. Unable to travel to port aft pipe bay.
13:15 - 14:00: Tested PDM OK. Tested stabbing. Discussed issues related to pipe handling.
14:00 - 14:15: Picked up 9,567" casing drift and made up to 5 1/2" HWDP single.
14:15 - 17:15: RIH with 9,567" casing drift from surface to 140 m MD on 5 1/2" HWDP singels. Re-arranged pipe on cantilever deck.
17:15 - 18:15: RIH with 9,567" casing drift from 140 m to 245 m MD on 5 1/2" DP singles. Detected exhaust fumes on drillfloor.
18:15 - 19:15: Exhaust fumes on drillfloor. Made up TDS and spaced out for BOP. Abandoned drillfloor. Shut down one of the gas turbines to reduce exhaust fumes.
19:15 - 21:45: Resumed operations. Continued to RIH with 9,567" drift from 245 m to 580 m MD.
21:45 - 00:00: POOH with 9,567" drift on 5 1/2" DP from 580 m to 223 m MD. Laid out singles on deck when pulling out. Performed kick drill.

24-hour summary: Set and tested MS seal OK. Ran bowl protector in WH. Troubleshot PDM. Ran drift to 580 m MD using DP singles. Dropped object on drillfloor simmer/lock ring. Investigated and found source to be cherrypicker. RIH with GTV pulling tool to 130 m MD using DP singles.
Hourly activities:
00:00 - 02:00: POOH with 9,567" drift on 5 1/2" HWDP from 223 m to surface. Laid out singles on deck when pulling out. Observed dropped object on drillfloor half crest of external lock ring simmer ring for pin, 70 mm x 2 mm 10 grammes. Suspended operations for investigation. Fenced off drillfloor.
02:00 - 02:45: Inspected rig equipment. Found source of dropped object to be cherry picker main hydraulic lift cylinder. No risk of larger dropped object from equipment lock ring served no purpose.
02:45 - 04:00: Resumed operations. Held toolbox talk. Made up GTV pulling tool to stand of drillpipe hanging in block. Ran stand carefully through BOP. RIH to 80 m MD on 5 1/2" HWDP singles. Observed leakage on BX-ELEVATOR.
04:00 - 05:30: Fixed BX elevator. Changed 3 ea hydraulic hoses/fittings running from TDS to BX elevator.
05:30 - 06:00: RIH with GTV pulling tool from 80 m to 130 m MD on 5 1/2" HWDP singles.
06:00 - 09:00: RIH with GTV pulling tool from 130 m to 600 m MD on 5 1/2" singles.
09:00 - 09:30: Tagged plug with 2 MT at 615 m MD.
09:30 - 10:30: Pulled back 1 joint and made up DP to TDS. Displaced his-vis at 2400 LPM. Pumped a total of 37 m3 1,03 SG completion fluid.
10:30 - 10:45: Held toolbox talk prior to releasing plug.
10:45 - 11:15: Due to unsactisfactory cleanliness of completion fluid, pumped additional 26 m3 at 2400 LPM.
11:15 - 12:00: Latched onto plug and confirmed by 10 MT overpull. No pressure observed on standpipe but slight gain in triptank indicating equlized plug. Rotated at 5 RPM righthand while holding 3 MT overpull, released plug with 10 turns, no gain observed. Pulled back 5 m and waited for elastomer element to relax.
12:00 - 12:30: RIH with plug to 620 m MD to confirm released. Pulled 5 1/2" single and gained 0,2 m3 in trip tank due to swabbing plug.
12:30 - 14:00: Pulled 3 x 5 1/2" singles while pumping at 200 LPM. Swabbing stopped when plug entered 10 3/4" casing.
14:00 - 17:15: POOH with GTV plug on 5 1/2" DP singles from 578 m to 145 m MD.
17:15 - 20:15: POOH with GTV plug on 5 1/2 HWDP singles from 145 m MD to surface.
20:15 - 20:45: Broke out and laid down GTV plug and pulling tool.
20:45 - 22:30: Made up secondary bowl protector pulling tool. RIH and latched secondary bowl protector. Strapped pipe while POOH, measured 20,45 m to tubing hanger landing shoulder. Made up kick assembly.
22:30 - 22:45: Held toolbox talk for rigging up tubing running equipment.
22:45 - 00:00: Positioned HTS and moved rollers on cantilever. Cleared drillfloor. Positioned control line reel on FWD pipe setback. Meanwhile installed NPR plug with ballseat in tailpipe joint.

24-hour summary: Retrieved GTV plug at 615 m MD. Retrieved secondary bowl protector in surface wellhead. Prepared for running 7" tubing and rigged up tubing handling equipment. Ran completion assemblies. Ran 7" tubing to 72 m MD.
Hourly activities:
00:00 - 00:30: Re-arranged kick joint. Re-booted PDM and tested same.
00:30 - 03:30: Changed to bx3 elevator. Positioned odfjell casing tong on rails in front of IR, hooked up same to panel on aft pipe setback. Removed master bushing and installed PS-30 slips. Bulit scaffolding platforms for dropped object protection above tong operating panel and control line reel panel.
03:30 - 03:45: Held toolbox talk before running 7" tubing.
03:45 - 05:00: Picked up completion assy#1. Function tested ratcheting mule shoe OK. Checked seals and rupture disk OK. Hung off assy#1 in slips. Picked up and made up joint with presintalled NPR plug ball seat 1,98 m from collar. Picked up and made up 1 joint of tubing. Picked up and made up completion assy#2 SB-3 injection packer. Checked packer element and slips.
05:00 - 06:00: RIH with 7" 29# s13 cr tubing from 37 m to 72 m MD. Checked self filling of tubing OK. Raised doubt about torque read back on jam computer.
06:00 - 07:30: Investigated deviation between tong gauge and jam coumputer. Found that wrong transducer was set up in the jam computer, with the consequence that the casing tong output too low torque.
07:30 - 09:30: Held toolbox talk prior to laying out undertorqued tubing. Laid out tubing joints to
09:30 - 09:45: Installed pipe guide in PS-30 slips.
09:45 - 10:30: Inspected box on joint and found it to be damaged gaulled. Broke off box and inspected pin thread OK. Made up new coupling collar on joint#263 OK.
10:30 - 10:45: Held toolbox talk prior to making up back-up assy#2 SB-3 injection packer.
10:45 - 11:45: Picked up and made up back-up assy#2 SB-3 injection packer, RIH and hung off in slips.
11:45 - 12:15: Picked up and made up 7" tubing joint. Raised doubt about torque setting on tong. Stopped operations for investigation.
12:15 - 19:00: Found casing tong to be programmed with wrong torque values. Optimum torque set to 15660 ft lbs instead of 15660 NM. Two tubing connections on assy#2 overtorqued. No back-up assembly available. Discussed situation. Evaluated and discussed further actions with town. Got confirmation that vamtop thread should be good within 30 overtorque. Decided to do drift run through overtorqued couplings to verify no deformation or restrictions. Meanwhile handrails and kick plates in derrick 10 allen/hex bolts from FWD PRS
19:00 - 20:45: Rigged up tugger with seawell adjustable drift sub. Performed drift run through 1st coupling m) to 5,977" OK. Perfomed drift run through assy#2 and 2nd coupling m) to 5,80" OK.
20:45 - 21:00: Held toolbox talk prior to continuing tubing running. Verified odfjell jam computer with correct torque values.
21:00 - 00:00: RIH with 7" 29# s13 cr tubing from 48 m to 238 m MD. Running speed 30 sec per joint. Checked self filling of tubing OK.

24-hour summary: Investigated problems with casing tong transducer. POOH with 5 tubing joints and SB-3 injection packer. RIH with back-up packer assy. Investigated faulty torque setting on casing tong. Drifted 2 tubing couplings with 5,98"/5,8" drift to verify plug retrieval. Ran 7" tubing to 750 m MD.