Hourly activities:
00:00 - 02:30: Ran 14 96,6# casing from 1874 m to 2126 m MD. Filled every casing joint with 1,30 WBM. Laid out joint due to jammed protector on box end. Joint added to tally due to lay outs. Meanwhile tested CRI hose to 200 bar. Leakage 3 10 min.
02:30 - 03:00: Picked up and made up 14" casing pup joint d m MD). Took up/down weight 320/276 MT.
03:00 - 05:00: Rigged down BX elevator. Broke out and laid down lafleur tool. Removed casing bails. Installed drilling bails and drilling elevator.
05:00 - 05:15: Performed toolbox talk prior to picking up 14" casing hanger padprt.
05:15 - 05:45: Picked up and made up 14" casing hanger padprt. Removed rubber protection on padprt. Took up/down weight 360/278 MT.
05:45 - 06:00: Removed FMS from rotary.
06:00 - 07:00: Installed master bushing. Checked casing hanger and padprt.
07:00 - 07:15: Held toolbox talk prior to removing casing tong.
07:15 - 07:45: Rigged down odfjell casing tong.
07:45 - 08:30: RIH with 14" casing padprt on 5 1/2" HWDP from 2134 m to 2233 m MD.
08:30 - 10:00: On last stand prior to landing casing hanger, broke circulation and staged up pumps 220 LPM/13 bar, 220 LPM/15 bar, 490 LPM/16 bar. Took 10-12 MT weight at 2243 m MD. Increased flowrate to 1500 LPM 28 bar. Washed down to 2273 m MD.
10:00 - 10:15: Picked up and made up cement head. Hooked up cement hose and controls.
10:15 - 11:15: Washed down 14" casing with 550 LPM/18 bar down to 2276 m MD. Landed hanger at 140,84 m MD and set down 7 MT.
11:15 - 13:00: Staged up pumps to 2300 LPM 42 bar. Circulated hole clean piror to cementing. Got a lot of cuttings and cavings over the shakers.
13:00 - 15:00: Pumped 20 m3 1,60 SG tuned spacer at 2300 LPM. Lined up cement pump. Dropped 1 3/4" ball for 1st wiper plug. Mixed and pumnped 34,5 m3 1,9 SG cement. Pump rate 500-600 LPM cup 15-22 bar. Released dart for 2nd wiper plug and displaced with 2,5 m3 WBM from cement unit. Lined up mud pumps for displacing cement with WBM.
15:00 - 16:15: Zeroed stroke counter. Displaced cement with 1,30 SG WBM at 3000 LPM. Bumped wiper plug after 7780 strokes 97 pump efficiency) by observing 70 bar pressure increase.
16:15 - 17:45: Lined over to cement pump and tested 14" casing against float collar wiper plug to 345 bar 15 min OK. Pumped and bled back 2000 litres. No additional flowback observed floats holding pressure.
17:45 - 18:15: Set padprt in position to set MS seal by applying 30 MT overpull and setting down while rotating 4 times clockwise.
18:15 - 18:30: Pressure tested surface lines agains kil HCR to 207 bar OK.
18:30 - 19:30: Closed upper pipe rams. Pressurized bulk seal in padprt to 207 bar to set MS-SEAL. Vented DP to athmosphere.
19:30 - 20:45: Tested seal assembly to 35 bar 5 min OK. Increased pressure to 345 bar pressure leaked off at approx 3-4 bar 10 min trend not improving. Took addtional 10 MT overpull 118 MT). Repeated 345 bar test on MS seal with same result. Pumped and bled back approx 400 liter.
20:45 - 22:00: Not able to obtain 345 bar test on MS-SEAL steady leak off 3-4 bar 10 min 1 Bled off pressure and closed additional valves in kill manifold. Greased valves on cement unit.
22:00 - 22:30: Perfomed line test against HCR, 345 bar 4 bar drop in 10 min. Attempted to re-test MS-SEAL. Observed volume mismatch and wrong line-up bled off pressure.
22:30 - 00:00: Attempted to re-test MS-SEAL. Pressurized MS seal to 345 bar 3 bar drop in 10 min but trend not improving. Closed isolation valve on cement unit and monitored pressure on kill manifold from gesoservice. Pressure dropped from 329 to 320 bar in 30 min but no improvement observed. Discussed situation. Dedcided to work on valves and lines to obtain better line test before reverting to testing MS-SEAL.

24-hour summary: Rigged down casing running equipment. RIH with 14" casing/padprt on 5 1/2" HWDP. Washed down casing. Picked up cement head and landed casing at 2276 m MD. Circulated hole clean Pumped 1,60 SG tuned spacer. Mixed and pumped 34,5 m3 1,90 SG cement. Bumped plug and tested casing to 345 bar. Set seal assembly. Not able to obtain test on MS seal. Troubleshot situation. Re-energized MS-SEAL. Tested MS-SEAL to 345 bar-ok. Not able to release padprt.