Hourly activities:
00:00 - 00:15: Tested DHSV local control hose to 520 bar OK. Tested HMV local control hose to 207 bar OK.
00:15 - 01:00: Opened SV and and verified line up by opening KWV with 10 bar on the line. Filled riser and lubricator with packer fluid using CMT pump. Closed KWV. Leak tested line from cement pump to KWV to 30/200 bar for 5/10 min against cloed KWV using packer fluid. 1. 9 bar 95 drop on high pressure test. 20 ltrs pumped.
01:00 - 03:15: Attempted to leak test WL rig up to 30 bar/5 min, but had visual leak between two lubricator sections. Changed o-ring in leaking connection without laying down lubricator. Leak tested WL rig up to 30/200 bar for 5/10 min using packer fluid and CMT pump. 1. 8 bar 9 drop on high pressure test. 30 ltrs pumped and bled back. Bled off pressure to closed drain. Closed SV and KWV.
03:15 - 04:00: Opened MMV using 42 turns. Opened HMV by applying 207 bar on CL using local control panel. Equalized above DHSV in steps up to 15 bar ltrs pumped) and opened DHSV by applying 520 bar on CL using local control panel. Closed HMV and broke off lubricator at in-situ sub.
04:00 - 06:00: Perforation run lowered orientating weight and 30 ft gun section into lower riser section and hung off in c-plate. Connected and armed perforating guns according to schlumberger procedure.
06:00 - 08:00: Perforation run connected lubricator and re-routed tugger on lubricator due to twist with wireline sheave wheel.
08:00 - 08:45: Leak tested in-situ sub to 30/200 bar for 5/10 min with seawell test pump. OK. Observed leak in XMT instrumentation piping. Installed temporary fitting.
08:45 - 11:30: Opened HMV and observed 0 bar WHP. Verified trscssv was open. Opened SV and RIH with 4. 5" TCP guns on 7/16" electric line from surface to 3731 m MD. Up weight 1225 kg running weight 1170 kg at 450 m.
11:30 - 14:15: Bled 52 bar WHP down to zero through closed drain. Correlated guns to shooting depth using GR. Hanging weight 2350 kg. Fired guns and perforated interval from 3704. 0 m to 3712. 0 m MD. Positiv confirmation that guns had fired, but observed no increase in WHP.
14:15 - 17:30: POOH and logged GR/CCL from 3700 m to 2809. 5 m to top of liner POOH with 4. 5" TCP perforation guns from 2809. 5 m to OOH. Powered down logging unit at 70 m below seabed. Made pa announcement and pulled cable head into tool catcher. Closed SV to verify BHA OOH.
17:30 - 19:45: Closed HMV. Observed no WHP. Opened bleed to closed drain as a precaution. Opened needle valve and confirmed that lubricator was empty and that the well was on vacuum. Broke lubricator at in-situ sub. Bo and LD guns using sertified lifting sub. Observed that all shots had fired.
19:45 - 21:00: Perforation run megged and inspected cable. Built and tested new cable head. Checked CCL on rig floor. Shut down power to schlumberger unit according to procedure before MU perforation gun.
21:00 - 23:15: PU gun sections from cantiliver onto HTS. Lifted guns into riser using FWD PRS. MU firing head and cal-b to gun hung off in riser and armed gun. PU toolstring and lifted into toolcatcher. Connected and hung off orientation weight and second gun sections in c-plate. Connected upper toolstring to guns hanging in toolcatcher. PU tension on toolstring and took off c-plate.
23:15 - 00:00: Connected lubricator and filled with MEG. Tested in-situ sub to 30/200 bar for 5/10 min with seawell test pump. OK. Opened HMV and observed 0. 1 WHP. Verified trscssv was open. Opened SV. RIH with 4. 5" guns to 70 m below seabed and powered up logging unit.

24-hour summary: RIH and perforated run POOH. LD gun. RIH and perforated run POOH.