bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 01:15: Continued circulated well clean while reciprocating the string. Circulation parameter flow 2100 LPM SPP 190 bars string RPM 120 mud weight 1. 45 SG.
01:15 - 01:30: Flow checked well, well static.
01:30 - 02:15: POOH wet with 8½" BHA from 3792m to 3700m.
02:15 - 03:45: Send down link to set tool and took pressure point reading bit depth 3694m, test depth 3660m. Bit depth 3677m, test depth 3643m. Were not able to achieve a good test in stead of stethoscope did not performed which could be interpreted as failure.
03:45 - 04:15: POOH wet with 8½" BHA from 3700m to 3580m.
04:15 - 06:00: Send down link to set tool and took pressure point reading bit depth 3556m, test depth 3522m. Were not able to achieve a good test in stead of stethoscope did not performed which could be interpreted as failure.
06:00 - 06:45: Flow checked well, well static. Pumped 1. 65 SG slug 5m
06:45 - 08:30: POOH with 8½" BHA from 3460m to 2813m.
08:30 - 09:00: Took foot print prior to run 7" liner.
09:00 - 09:30: Observed well on trip tank. Meanwhile serviced TDS and checked dies in PRS.
09:30 - 09:45: POOH wet with 8½" BHA form 2813m to 2530m. Trip time 1132 m/hour.
09:45 - 10:15: Pumped 1. 65 SG slug 5m
10:15 - 12:00: POOH wet with 8½" BHA form 2530m to 1320m. Trip time 807 m/hour.
12:00 - 12:30: Changed to 5" handling equipment.
12:30 - 14:15: POOH wet with 8½" BHA form 1320m to 221m. Trip time 628 m/hour.
14:15 - 14:30: Flow checked well prior to pull the BHA. Erected barriers prior to handling radioactive source.
14:30 - 15:00: Pulled the last 3 stds 5" DP from 221m to 99m. Removed auto slips. Removed totco ring and drift from top single of HWDP.
15:00 - 15:15: Held tool box talk prior to POOH with BHA and lay out same.
15:15 - 18:15: POOH and laid out 8½" BHA. Found damaged stethoscope seals.
18:15 - 18:45: Cleared and cleaned rig floor.
18:45 - 21:30: Rigged up from running 7" liner.
21:30 - 21:45: Held tool box talk prior to RIH with 7" liner.
21:45 - 22:00: Picked up and made up shoe track. Checked the integrity of the shoe.
22:00 - 22:15: Waited on crane due to helicopter.
22:15 - 23:30: Picked up float jt landing collar jt. RIH from 10m to 37m.
23:30 - 00:00: Continued RIH 7" liner in stands from 37m to 130m. Filled every 2'ed stds. Trip time 186 m/hour 5 jnt/hour)

24-hour summary: POOH with 8½" BHA. Laid out 8½" BHA. Rigged up and RIH with 7" liner from surface to 969m. Picked up 7" liner hanger.
Hourly activities:
01:15 - 02:15: Picked up well protector assy and hung off same in rotary. RIH with well protector on 5 1/2" DP to 170 m MD. Made up magnet 11" jet-sub assy.
02:15 - 02:30: RIH and jetted accross BOP with 1500 LPM 10 bar SPP.
02:30 - 02:45: Spaced out and located jet sub underneath BOP. Functioned BOP pipe rams and annular.
02:45 - 03:00: Reciprocated string and made 3 passes across BOP with jet sub.
03:00 - 04:00: RIH on 5 1/2" DP from 190 m to 310 m MD. Made up TDS to each stand. Washed drilling riser with 1800-3000 LPM while running in.
04:00 - 05:30: POOH with wellprotector jet sub on 5 1/2" DP from 310 m MD to surface. Laid out jet sub and well protector. Recovered approx 300 g swarf and cuttings in well protector cm).
05:30 - 06:00: Rigged up for running 3 1/2" DP. Changed dies in IR. Changed inserts in DP elevator. Prepared PS-21 slips. Lifted cleaning assy and onto HTS.
06:00 - 07:00: Changed dies in IR. Cleared and tidied drillfloor. Picked up and hung off cleaning assy 6" PDC bit and pup in manual slips. Picked up and made up cleaning assy 7" razor back well sweep magnets.
07:00 - 07:30: Held toolbox handover meeting.
07:30 - 07:45: Reconfigured HTS rollers on cantilever. Removed masterbushing and installed PS-21 slips in rotary.
07:45 - 11:00: Picked up 3 1/2" singles from deck and RIH with cleaning assemblies from 12 m to 559 m MD. Observed that a 3 1/2" DP single was caught by the PDM and dislogded on the HTS rolles.
11:00 - 12:15: Took time out for safety. Investigated situation. Probable cause was that the pipe was staggered relative to the rest when being picked up, or that it had bounced off the rollers when the PDM grip was released.
12:15 - 14:15: Continued picking up 3 1/2" singles and RIH with cleaning assemblies from 559 m to 910 m MD.
14:15 - 14:45: Held toolbox talk. Changed from 3 1/2" to 5 1/2" handing equipment. Changed die-holders and dies in IR. Placed cleaning assy top-dress/polish mill well commissioner 9 5/8" razor back wellsweep magnets, on HTS.
14:45 - 15:45: Picked up and made up celaning assembly Picked up and made up cleaning assembly MFCT well patroller wellsweep magnets.
15:45 - 16:00: Made up stand of 5 1/2" DP. Made up TDS. Broke circulation and stepped up pumps to 1000 LPM 88 bar SPP. Took up/down weights 82/85 MT.
16:00 - 16:30: Held toolbox talk prior to slip and cut drill line.
16:30 - 20:30: Hung off travelling block. Slipped and cut drill line according to m rsk procedure. Meanwhile worked on aft PRS.
20:30 - 20:45: Picked up travelling block.
20:45 - 21:00: Calibrated travelling block.
21:00 - 22:30: RIH with cleaning assemblies on 5 1/2" DP from 991 m to 1554 m MD. Meanwhile rigged up casing tong for doing paralell operations.
22:30 - 23:00: Scraped and cleaned VBM plug setting depth in 9 5/8" casing at 640 m MD 15 m. Made 2 passes with scrapers circulating at 1900 LPM SPP 270 bar. Observed hydraulic leakaged from elevator.
23:00 - 23:30: Not able to access leakage point. Changed DP elevator.
23:30 - 00:00: RIH with cleaning assemblies on 5 1/2" DP from 1594 m to 1748 m MD.

24-hour summary: Made up and ran 7" x 9 5/8" x 10 3/4" cleaning string from surface to 3654 m MD.
Hourly activities:
00:00 - 03:00: Removed BOP tension cylinders. Nippled down BOP. Removed/rebuilt scaffolding. Moved BOP to starboard setback area in moonpool. Meanwhile made up PR tension joint handling flange to stand of DP. Ran guidewire for hotstab. ROV engaged hotstab in TBC receptacle.
03:00 - 03:15: Held toolbox short change handover meeting.
03:15 - 04:30: Picked up claxton tool. Removed outer ring and master bushing and ran claxton tool through RT. Installed outer ring and master bushing. Hung off claxton tool on pup joint. Made up 5 1/2" DP stand, ran in and landed claxton tool on top of HPDR BOP joint.
04:30 - 06:00: Made up studs on claxton tool to 4500 NM using hy-torq tool and torque plate.
06:00 - 06:30: Cleared tools and equipment from scaffolding in moonpool.
06:30 - 08:00: Took 5 MT overpull on riser. Bled down pressure on tension cylinders and transferred tenison to block until 60 MT in block. Meanwhile brought riser spider to drillfoor and function tested same.
08:00 - 12:30: Ran cylinders and lowered tensioner assembly. Disconnected tension cylinders and pulled aside. Dismanteled tensioner assembly. Dismanteled contact ring. Hoisted up contact ring. Removed centralizer and boat collision stool. Lowered tension ring onto the protector guide.
12:30 - 12:45: Held toolbox talk prior to unlacthing TBC. Confirmed injection well f-4 shut down for heavylift operation.
12:45 - 14:30: Pressured up through minireel/hotstab to 3000 psi to unlock the TBC connector.
14:30 - 14:45: Removed hotstab in TBC connector and installed dummy stab using ROV.
14:45 - 15:15: Lifted off TBC connector and came free from wellhead in on continuos stroke. Pulled claxton tool HPDR to just under rotary table for setting slips. Set slips. Broke out and set back 5 1/2" DP stand.
15:15 - 16:00: Held toolbox talk for installing riser spider.
16:00 - 16:45: Removed master bushing and outer ring. Pulled 1st HPDR double BOP joint and tension joint through rotary. Installed riser spider in well center. Hung off HPDR in riser spider.
16:45 - 19:45: Removed fairings. Broke connection using bolt tensioner tools. Laid out 1st double with simulatneous lift by deck crane and TDS. Installed handling flange type c on 2nd double upper pup joint and splash zone joint.
19:45 - 20:15: POOH with HPDR to 77 m. Removed fairings. Hung off HPDR in riser spider.
20:15 - 22:15: Broke connection using bolt tensioner tools. 2 bolt tensioner tools got jammed on bolts. Meanwhile installed VX ring, guide funnel and hole cover on f-5 subsea wellhead.
22:15 - 22:45: Freed bolt tensioner tools that jammed/malfunctioned. Traced back up tools.
22:45 - 00:00: Continued breaking connection using bolt tensioner tools. Installed handling flange type c on 3rd double STD joint#4 and STD joint#5.

24-hour summary: Transferd tension from tensioners to block. Disconnected TBC. Pulled HPDR to 24 m.
Hourly activities:
00:00 - 00:30: RIH with production riser to 95 m. Hung off production riser in riser spider. Removed handling flange type e.
00:30 - 00:45: Picked up 4th double upper pup joint and tensioner joint with simultaneous lift by deck crane and TDS.
00:45 - 02:45: Made up connection using bolt tensioner tools. Tested flange to 3000 psi through test port OK. Installed bolt caps and fairings.
02:45 - 03:30: RIH with production riser to 118 m. Hung off production riser with hang off plate in riser spider.
03:30 - 04:45: Removed handling flange. Picked up stand with premade running flange. Made up flange to tensioner joint. Picked up weight and removed hang off plate.
04:45 - 05:15: RIH on 5 1/2" DP stand to land TBC on wellhead. Observed with ROV and used pusher tool to help TBC to enter riser guide funnel. Observed in riser guide funnel window while coming down. Ran TBC to 10 cm above bottom of window.
05:15 - 06:00: Released 6 MT guidewire from template and ROV hook on riser guidewire clamp. Retrieved guidewire to surface. Released 10 MT guidewire.
06:00 - 09:00: Hooked 10 MT guidewire on funnel. Removed RLGF. Oriented TBC ROV panels by rotating 1/8" turn counterclokwise. Ran and established hotstab in TBC receptacle.
09:00 - 09:15: Landed TBC/PRODUCTION riser on wellhead and set down 15 MT. Verified TBC fullly landed by oserving marker/band on TBC. Locked TBC connector by pressurising port a1 to 2500-3000 psi. Observed upwards movement on TBC upper body when locking TBC.
09:15 - 09:30: Took 10 MT overpull on TBC to verify locked.
09:30 - 10:00: Moved hotstab to port b1 and flushed lower dog cavity and upper piston cavity according to vetco procedure.
10:00 - 16:00: Measured and marked groves on tensioner joint. Installed centralizer and boat collision stool in centralizer deck. Made up contact ring. Made up tensioner assembly half hubs. Raised tensioner assembly to contact ring using tensioner cylinders. Adjusted pressure to 90 bar and transferred tension from block to tension cylinders. Installed centralizer in tensioner deck.
16:00 - 16:15: Made up TDS to landing strand. Filled production riser with seawater pumping from cement unit.
16:15 - 16:45: Pressure tested production riser against VMB plug to 20/345 bar 5/10 min OK.
16:45 - 20:00: Measured and marked tensioner joint 141,4 cm above tensioner deck. Rigged up, adjusted and dressed norse cutting equipment on tensioner joint. Barriered off area. Adjusted block weight to put slight overpull at cut height. Drained riser through port on running flange.
20:00 - 00:00: Cut riser according to norse cutting procedure. Retrieved cut part of tensioner joint. Removed riser spider. Installed outer ring and masterbushing. Broke out landing stand. Laid out cut part of tensioner joint. Installed hole cover in RT.

24-hour summary: Oriented TBC panels. Landed and locked TBC. Installed tensioner assembly on centralizer deck. Transferred tension from block to tension cylinders. Pressure tested production riser to 20/345 bar 5/20 min. Cut tensioner joint on tensioner deck. Transferred annulus valves to centralizer deck. Installed and oriented 13 3/8" surface wellhead.
Hourly activities:
00:00 - 03:45: Put debris barrier inside tensioner joint. Re-configured cutting jig for making bevel. Cut bevel. Used handtools to dress cut and bevel. Removed cutting jig, cleared and tided tensioner deck.
03:45 - 04:30: Pulled master bushing and outer ring. Transferred 2 x annulus valves to tensioner deck using tugger.
04:30 - 05:15: Installed lift cap and single joint elevator on 13 3/8" multibowl. Attached 2 tuggers for dual lift in order to avoid f-4 shut in. Lowered 13 3/8" multibowl from drillfloor to well head. Slipped multibowl over tension joint and adjusted to correct orientation 45 deg aft STB.
05:15 - 06:00: Retrieved tuggers. Installed f-5 hatch on weather deck.
06:00 - 10:15: Pressure tested BT seals in multibowl to 35 bar OK. Injejected and energized plastic in upper and lower BT-SEALS. Tested BT seals to 3000 psi 10 min OK. Locked in 1000 psi between BT seals. Energized multibowl slips by torquing up cap srews to 600 ft-lbs.
10:15 - 10:45: Installed outer ring and master bushing. Removed hatch on weather deck.
10:45 - 11:00: RIH with 5 1/2" stand and made up to multibowl running tool. Performed overpull test of 5 MT on multibowl OK.
11:00 - 11:45: Broke multibowl running tool with chain tong. Pulled running tool on 5 1/2" stand. Broke out and laid out running tool. Racked back 5 1/2" stand.
11:45 - 12:00: Confirmed measurement from RT to 13 3/8" wellhead to 19,955 m using laser.
12:00 - 12:15: Installed hatch on weatherdeck.
12:15 - 13:00: Installed slings for installing BOP riser. Prepared for dual lift in order to avoid shut in of f-4/f-14. Attached 75 MT shackle in each bail. Primary lift sling 30 MT shackles 10 m 10 MT sling attached to 7,5 MT pad eyes with 25 MT shackles. Secondary lift sling in each bail 12 MT shackle 11 MT sling 8,5 MT sling 11 MT sling choked around neck of BOP/NT-2 connector.
13:00 - 16:45: Installed VR plugs, blind flange and annulus valves on wellhead outlets and tested each component accordingly.
16:45 - 17:45: Inspected TDS for loose items after maintenance.
17:45 - 18:00: Held toolbox talk for lifting and installing BOP joint.
18:00 - 19:00: Removed hatch on weatherdeck. Removed outer ring and master bushing in RT.
19:00 - 20:45: Ran surface riser with TDS and dual lift to 0,5 m above 13 3/8" wellhead. Removed hole cover and cleaned seal surface. Installed seal ring. Alligned connector and landed NT-2 connector.
20:45 - 21:15: Made up NT-2 connector according to vetco procedure. Took 2,5 MT overpull on connector.
21:15 - 00:00: Barriered off wellhead module. Installed split hatch on weatherdeck. Built scaffolding on weatherdeck for access to BOP connection.

24-hour summary: Pressure tested multibowl seals. Broke and pulled WH running tool. Made up DP stand and pull tested multibowl. Installed VR plugs, blind flanges and annulus valves on wellhead and tested same. Ran and landed BOP riser joint with dual lift. Made up BOP riser joint. Built scaffolding on weather deck. Nippled up BOP. Installed BOP overshot joint.
Hourly activities:
00:00 - 01:00: Held tool box meeting prior to retrieving VBM plug. MU VBM plug RT to 5 1/2" HWDP. Changed out master bushings for ps21 slips.
01:00 - 03:30: RIH with VBM plug RT on 5 1/2" HWDP and 5 1/2" DP from surface to 632 m. Up weight 98 MR/DOWN weight 93 MT/ 2. 6 KNM at 10 RPM.
03:30 - 04:30: Established parameters and circulated 2x btms up m3) at 2000 LPM/10 bar to displace out hi-vis pill on top of plug according to program.
04:30 - 05:30: RIH with VBM plug on 5 1/2" DP from 632 m to 634. 5 m. Attempted to latch on to and release VBM plug by applying 15-25 MT and washing above top of plug 200-2000 LPM 7 bar between attempts. PU 2 m without observing any overpull after each attempt. Turned string 3 turns to aligne j-slot in RT. No sucess. A total of 10 attemps was made.
05:30 - 06:00: Latched on to and release VBM plug by applying 20 MT and then PU to 10 MT up weight on plug to verify that RT was properly latched on plug. Reduced weight on plug to 2 MT and pressured up DP to 30 bar ltrs pumped) Rotated DP 3/4" turn RH to open ball valve. Pressure dropped from 30 bar to 4 bar. Rotated 15 turns RH to release plug. Pulled up to 632,5 m and waited 10 min to allow elements to fully retract. RIH to 636. 5 m to ensure that plug was free.
06:00 - 10:30: POOH with VBM plug and RT on 5 1/2" DP from 632 m to OOH. Pulled ps21 slips, cleaned rig floor rotary and installed master bushings. Lo VBM plug. Meanwhile changed inserts in ps30 slips to fit 7" tubing, inspected PRS and load tested manrider.
10:30 - 11:00: MU and RIH with secondary bowl protector pulling tool from surface to 20. 5 m. Pulled secondary bowl protector from surface wellhead. POOH and lo RT.
11:00 - 13:30: Held tool box talk before RU CSG equipment. RU odfjell CSG tong and prepared to run 7" tubing. Connected torque/turn computer. Prepared manual slips for running completion assemblies. Lifted in place bot cable drum on port FWD setback area.
13:30 - 16:00: MU and RIH with 7 1/2" seal stem with ratcheting mule shoe assembly. Function tested ratcheting mule shoe. MU and ran two 7" tubing joints according to tally. MU and RIH 7" x 9 5/8" granite production packer and one 7" tubing joint.
16:00 - 18:30: RIH with 7" tubing in stds from 46 m to 505 m. Running speed was 5-8 stds/hr.
18:30 - 00:00: RIH with 7" tubing from 505 m to 891 m. Running speed was 6-8 jnts/hr.

24-hour summary: POOH and LD VBM plug. Pulled bowl protector. Prepared to run completion. MU and RIH with lower completion assemblies. RIH with 7" tubing from surface to 1330 m.
Hourly activities:
00:00 - 06:00: RIH with 7" tubing from 891 m to 1330 m. Running speed was 6-8 jnts/hr. Changed boxes on 2 jnts and rejecting 2 jnts.
06:00 - 21:15: RIH with 7" tubing from 1330 m to 2304 m. Running speed was 7-8 jnts/hr. A total of 4. 0 hrs was used changing boxes on 5 jnts and rejecting 5 joints. Inspected joints on deck and found 5 jnts with potential damaged box end. Serviced and greased CSG tong and elevator.
21:15 - 00:00: Held tool box talk prior to lifting in DHSV assembly. PU and MU DHSV assembly. RIH with DHSV assy through rotary and installed one joint above DHSV. PU DHSV to working height. RU sheave wheel in tugger and stabilized using aft PRS. Flushed and connected control line.

24-hour summary: RIH with 7" tubing from 1330 to 2306 m. MU trscssv. Connected and leak tested control line to 520 bar/10 min. RIH with 7" tubing and trscssv CL from 2306 m to 2657 m.
Hourly activities:
00:00 - 00:15: Continued setting BOP on stump.
00:15 - 02:00: Connected slings to riser joint and removed scaffolding on nt2 connection in moonpool.
02:00 - 03:15: Disconnected nt2 connector on riser joint and pulled riser jnt to rig floor using double lift. Installed master bushings on rig floor and hatch on weather deck. LD riser joint.
03:15 - 05:00: Disconnected control lines from communication collar and hoisted same to rig floor through hole in half-moon hatch in moonpool. Installed anti vibration ring on th. Removed one control line exit block on multi bowl. Unwrapped required length of CL around th neck and fed control line through dedicated port on multi bowl. Fed high pressure packings and fittings onto CL and MU fittings to threads in multi bowl. Installed dart in BPV in th by hand. Installed 137 VG seal ring on top of multi bowl and VG 63 seal ring on top of th.
05:00 - 06:00: Removed master bushings on rig floor and one half-moon of hatch in moonpool. Lowered spacer spool down from rig floor with TDS and 6 MT tugger lift) until nt2 box connector landed out on top of WH. MU locking dogs until connection leveled out. MU actuation screws with 800 ft-lbs.
06:00 - 07:30: Continued MU actuation screws with 800 ft-lbs. Disconnected slings and removed same. Pressure tested and energized BT seals through ports 7/8. Tested VG 63 connection trough test port 9/10 to 35 bar/5 min. Tested th void, grafoil seals and BT seals 35/380 bar for 5/10 min via test port 5/6. MU ferrule swagelock fittings for CL. Installed seal rings and CL exit block. Installed seal ring on top of spacer spool. Meanwhile cleaned cantiliver before laying out 7 5/8" tubing. Operations transferred to f-99

24-hour summary: Continued installing spacer spool. Waited for production to shut down coordinated towards sleipner, operations transferred to f-99.
Hourly activities:
19:30 - 21:30: Removed f-5 hatch on weather deck to allow XMT to pass through. Held tool box meeting. Lifted XMT over moon pool with port overhead crane. Transferred weight from overhead crane to top drive Lowered XMT down through weather deck hatch. Oriented and landed XMT on top of spacer spool. MU grayloc connection and disconnected slings from XMT. Pressure tested seal ring to 35 bar/10 min through test port and on spacer spool to confirm proper seal. Meanwhile prepared WL equipment and cleaned inside cantiliver and in pump room.
21:30 - 22:30: Installed flow line spool onto XMT using 6 MT tugger from rig floor. Re-installed hatches on f-5. Notified PCR for injection start up of f-4. Meanwhile MU and RB 1 stds of 7 5/8" CSG total of 9 stds made up), prepared WL equipment and cleaned inside cantiliver and in pump room.
22:30 - 00:00: Connected flexible flow line to flow line spool. Meanwhile MU and RB 4 stds of 7 5/8" CSG total of 12 stds made up), prepared WL equipment and cleaned inside cantiliver and in pump room.

24-hour summary: Resumed work after waiting for production to shut down f-12, f-14 and f-4 at 19 30 hrs. Lifted, oriented and landed XMT from moon pool to top of spacer spool. Installed flow line spool onto XMT. Connected up flexible flow line. Filled XMT with drill water and tested to 380 bar/10 min
Hourly activities:
00:00 - 04:15: Connected flexible flow line to flow line spool. Meanwhile MU and RB 7 stds of 7 5/8" CSG total of 19 stds made up), lifted WL BOP'S into moonpool and cleaned inside cantiliver and in pump room.
04:15 - 06:00: Opened HMV with seawell test pump. Held tool box talk. Lined up from CMT unit and connected hose on KWV. Performed line test to 30/380 bar for 5/10 min against KWV. 3. 0 bar drop 8 on high pressure test
06:00 - 06:45: Pressure tested XMT body and VG 63 ring to 30/380 bar for 5/10 min against dart in BPV. 2. 0 bar 5 drop on high pressure test. 50 ltrs pumped and approx 40 ltrs bled back.
06:45 - 08:00: Attempted to flush flowline through XMT by pumping pot water from production, but had installed check valve in front of hose from CMT unit to KWV. Removed CV and lined up from CMT unit to KWV. Performed line test to 30/380 bar for 5/10 min against KWV. 3. 0 bar drop 8 on high pressure test.
08:00 - 10:30: Open PWV. Flushed through flowline, PWV, XMT, KWV to CMT unit from production with pot water.
10:30 - 11:00: Pressure tested flowline/xmt to 30/345 bar for 5/10 min. 3. 6 bar 0 drop on high pressure test. 95 ltrs pumped and 90 ltrs bled back.
11:00 - 13:30: Pressured up to 130 bar against BPV dart. Close MMV and bled off pressure above MMV to 10 bar. Inflow tested MMV to 120 bar differential pressure for 15 min. Test OK. Equalized pressure above MMV. Opened MMV and closed HMV. Bled of any pressure above HMV to 10 bar. Inflow test HMV to 120 bar differential pressure for 15 min. Test OK. Equalized pressure across HMV. Opened HMV. Bled off pressure. Closed valves. Pressure tested bot control line exit block for DHSV to 570 bar/15 min using bot pump. Test OK. Closed DHSV. Bled off 335 ML on line.
13:30 - 15:45: Built scaffolding around XMT. Opened HMV. RIH with retrieving tool for dart on stinger and retrieved dart. POOH with dart. Pulled BPV from th. Closed HMV and SV. Closed PWV, KWV and MMV.
15:45 - 20:00: Commisioned f-5 XMT. Meanwhile installed WL BOP'S BOP below dual BOP). Built scaffolding around WL BOP'S and installed riser sections to rig floor.
20:00 - 00:00: Commisioned f-5 XMT. Meanwhile LD 3 1/2" DP, installed BOP rams and cleaned lower shakers and moon pool area. Torture-tested 7/16" cable and cut off 1000 m.

24-hour summary: Tested XMT to 380 bar/10 min and flowline to 345 bar/10 min. Inflow tested MMV and HMV. Pulled dart and BPV. RU WL while commisioning XMT.