bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 06:00: Continued POOH. Flow checked at CSG window and before BHA entered BOP. Checked corebarrel for h2s gas, no gas present.
06:00 - 07:00: Recovered core no 5. 102 recovery. No h2s gas detected from corebarrel.
07:00 - 08:30: Made up corehead and innerbarrel, serviced corebarrel.
08:30 - 13:30: RIH with corebarrel to 3905m. Broke circulation each 1000m.
13:30 - 14:30: Washed and rotated from 3905m to 3962m.
14:30 - 15:00: Tagged BTM at 3962,5m and spaced out. Seated ball in ball seat with 29 bar pressure increase. Recorded SCR'S
15:00 - 17:30: Cutted core no 6 from 3962,5m to 3990m. Broke core with 10 t over pull.
17:30 - 18:30: Pumped and rotated up to 3820m.
18:30 - 20:30: Circulated BTM up to clean well from coring gas. MAX gas 1,7 declined to 0,8
20:30 - 00:00: Flow checked OK. Pumped slug and POOH to 1400m at 2400 hrs. Had flickers on weight indicator at 2725 and 2472m, MAX 22 t over pull flow checked in CSG window, OK.

24-hour summary: Recovered core no 5, 102 recovery. RIH and cut core no 6. POOH and recovered core. 100,5 recovery. Changed bit and RIH to cut core no 7.
Hourly activities:
00:00 - 02:00: Continued POOH. Flow checked, OK, before BHA entered BOP. Held restricted speed from 400m and to surface.
02:00 - 03:00: Recovered core no 6. 100. 5 recovery.
03:00 - 04:30: Made up new corehead and innerbarrel, serviced corebarrel.
04:30 - 06:00: RIH with corebarrel to 600m.
06:00 - 07:30: Continued RIH to CSG window. Broke circulation.
07:30 - 08:30: Slip and cut 36,6 m drilling line.
08:30 - 11:00: Continued RIH to 3924m.
11:00 - 19:30: Pumped and rotated from 3924m to 3933m. Reamed tight spot at 3933m to 3936m. Frequently stalled string and had MAX 90t overpull. Continued reaming to BTM at 3990m with stalling conditions.
19:30 - 20:30: Tagged BTM at 3990m and spaced out. Seated ball in ball seat with 18 bar pressure increase. Recorded SCR'S.
20:30 - 23:30: Cutted core no 7 from 3990m to 4017m. Broke core with no significant overpull.
23:30 - 00:00: Pumped and rotated up to 3990m.

24-hour summary: Continued RIH. Reamed tight hole to core point. Cutted core no 7. Started poh.
Hourly activities:
00:00 - 01:00: Continued pumping and rotation up to 3820m.
01:00 - 03:30: Circulated BTM up to clean well from coring gas. MAX gas 2,9 declined to 0,15 Flow checked, OK.
03:30 - 06:00: Pumped slug. POOH with core no 7. Current depth at report time 2546 m.
06:00 - 09:30: Continued POOH with core no 7. Flow checked in CSG window and before BHA entered BOP, OK.
09:30 - 10:30: Recovered core no 7. 98,9 recovery. No h2s gas present in corebarrel
10:30 - 12:30: Service break and laid down corebarrel.
12:30 - 13:00: Made up BOP test plug and installed same in wellhead.
13:00 - 14:00: Tested BOP and plug to 34 bar/5 min and 345 bar/10 min. Used yellow pod.
14:00 - 14:30: Attempted to test uibop, valve leaked. Rigged down test line.
14:30 - 17:00: Continued test BOP from yellow pod. Tested all valves and pipe rams to 34/345 bar for 5/10 min. Tested both annulars to 34/241 bars. Function tested with blue pod from tp remote panel. All whilst repair on uibop.
17:00 - 18:00: Retrived test plug. Laid down stabilizer stab and test plug.
18:00 - 00:00: Changed out uibop on TDS. Renewed saver sub and new pipehandler hanger uibop actuator, crank lever, actuator rollers.

24-hour summary: Retrieved core no 7 98. 9 recovery. Laid down corbarrel. Tested BOP changed uibop and actuator. Made up drilling BHA and started RIH.
Hourly activities:
00:00 - 00:30: Continued to assemble and adjust lever for uibop actuator.
00:30 - 01:30: Continued test on uibop and libop to 34/345 bar 5/10 min, OK.
01:30 - 03:30: Changed MWD. Set navidrill ako to 0 degr. Load MWD and made up bit.
03:30 - 06:00: RIH to current depth 630m.
06:00 - 13:00: Continued RIH with drilling BHA to 3824m. Broke circulation each 1000m performed check shots with new MWD at 3794m and 3805m, OK.
13:00 - 21:30: Washed and rotated whilst logging cored interval with MWD from 3805m to 4003m.
21:30 - 00:00: Drilled 8 1/2" hole from 4017m to 4039m.

24-hour summary: Continued RIH, logged cored intervall, started drilling from 4017m to 4087m.
Hourly activities:
00:00 - 06:00: Continued drilling from 4039m to 4087m. Normal amount of cuttings in returns with approx 5 small size cavings.
06:00 - 11:00: Drilled 8 1/2" hole from 4087m to 4131m.
11:00 - 15:00: Circulated and conditioned hole and mud for logging.
15:00 - 23:30: Flowchecked, pumped slug, and POOH. Dumped MWD memory. L/d MWD and motor.
23:30 - 00:00: R/u atlas wireline.

24-hour summary: Drilled 8 1/2" hole from 4087m to 4131m. Circulated for logs. POOH. R/u atlas and attempted to log. Tool stood up at 2755m. Log out of hole from 2755m.
Hourly activities:
00:00 - 06:00: Finished r/u atlas. RIH with first log run hdil-mac-dgr-cht. Logging tool stood up at 2755m. Attempted to work past w/o success tool stood up at same place and picked up cleanly each time. Logged out from 2755m.
06:00 - 08:00: Finished logging run hdil-mac-dgr-cht. R/d logging tools.
08:00 - 17:00: R/u to run to run VSP on wireline and RIH. Tool stood up at 2762m. Logged out of hole with VSP.
17:00 - 20:30: R/u to run logs on drill pipe.
20:30 - 00:00: Repaired top drive bolts sheared on swivel link pinion clamp of TDS/TRAVELLING block retract system).

24-hour summary: Finished first log run. Ran VSP tool stood up at 2762m. Logged out VSP from 2762m. R/u to run logs on drill pipe. Repaired top drive. R/u and ran logs on drill pipe.
Hourly activities:
00:00 - 03:30: Finished repairing top drive.
03:30 - 06:00: Finished r/u and began RIH with logs on drill pipe. Hdil-mac-zdl-cnd-spl-cht-vsp
06:00 - 00:00: Continued RIH with logging tools on drill pipe hdil-mac-zdl-cnd-spl- cht-vsp. Experienced problems with a discontinuous signal at 2825m 2840m.

24-hour summary: Logged 8 1/2" hole on drill pipe.
Hourly activities:
00:00 - 04:30: Continued running logs on drill pipe. Problem with discontinuous signal from 3845m 3872m, 4018m 4024m, 4045m 4120m.
04:30 - 06:00: Began logging out of the hole with VSP.
06:00 - 15:00: Continued logging out of the hole with VSP on drill pipe.
15:00 - 23:00: RIH with logging tools on drill pipe.
23:00 - 00:00: Logged out of hole on drill pipe hdil-mac-zdl-cnd-spl-cht.

24-hour summary: Logged 8 1/2" hole on drill pipe.
Hourly activities:
00:00 - 06:00: Continued logging out of hole on drill pipe hdil-mac-zdl-cnd-spl-cnt. Some problems with bad/discontinuous signal in the beginning but it was corrected and a good log is being acquired.
06:00 - 11:30: Continued logging out of hole on drill pipe hdil-mac-zdl-cnd-spl-cht.
11:30 - 13:00: POOH with wet connector Broke and laid out side entry sub and wet connector.
13:00 - 19:00: POOH with logging tools on drill pipe. Meanwhile AWS changed out wireline drum.
19:00 - 21:30: Broke and laid out logging tools.
21:30 - 00:00: AWS threaded wireline through side entry sub and re-headed wire.

24-hour summary: Logged 8 1/2" hole on drill pipe.
Hourly activities:
00:00 - 02:30: AWS re-terminated and checked out wireline drum collector.
02:30 - 06:00: Checked tools for next logging run fmt-zdl-mac-hdip-cht. Began r/u to RIH on drill pipe.
06:00 - 08:30: R/u logging tools to run on drill pipe fmt-zdl-mac-hdip-cht.
08:30 - 18:00: Poor signal from logging tools. Dismantled and re-terminated wireline drum collector. Cut 700 meters of wire. Re-headed wire to through side entry sub to wet connector. Re-checked tool string.
18:00 - 19:00: Began RIH with logging tools on drill pipe.
19:00 - 23:00: Operations suspended due to industrial action.
23:00 - 00:00: Resumed RIH with logging tools on drill pipe.

24-hour summary: Logged 8 1/2" hole on drill pipe. Operations suspended due for 4 hours due to industrial action. Now RIH with logging tools on drill pipe to casing window.
Hourly activities:
00:00 - 06:00: Continued RIH with logging tools on drill pipe to casing window.
06:00 - 08:00: Continued RIH with logging tools on drill pipe to 2168m of logging tool string).
08:00 - 00:00: Operations suspended due to industrial action. Meanwhile circulated at slow rate 330 LPM, 15 bar.

24-hour summary: RIH to 2168m with logging tools on drill pipe. Operations suspended due to industrial action.
Hourly activities:
00:00 - 06:00: Operations suspended due to industrial action. Continued circulating at 330 LPM, 15 bar.
06:00 - 12:00: Operations suspended due to industrial action. Circulated at 330 LPM, 15 bar.
12:00 - 14:30: R/u wireline side entry sub and RIH with wet connector. Engaged connector. Communication and pull tested OK.
14:30 - 21:30: RIH with logging tools on drill pipe to 3640m.
21:30 - 00:00: Circulated to condition mud.

24-hour summary: Operations suspended due to industrial action. Continued RIH with logging tools on drill pipe. Pipe stuck with logging tools at 4123m. Worked pipe. POOH with wireline.
Hourly activities:
00:00 - 03:30: Continued RIH with logging tools on drill pipe. Lost signal to logging tools at 3800m.
03:30 - 06:00: Pipe stuck while making up top drive. Worked pipe with no success. Atlas sheared clamp on side entry sub and POOH with wireline in order to gain rotation of drill pipe.
06:00 - 08:30: Atlas POOH with wet connector to side entry sub and sheared out of rope socket with 5. 4 MT pull. Atlas finished POOH with wireline. Worked pipe free with rotation and reciprocation.
08:30 - 15:30: Backreamed from 4123m to 3530m. Maximum overpull 32 MT.
15:30 - 21:30: Pumped slug, flowchecked, and POOH.
21:30 - 00:00: Atlas broke down and l/d logging tool string.

24-hour summary: Finished POOH with wireline. Freed stuck pipe. POOH and l/d logging tools. RIH for wiper trip to condition hole for running 7" casing.
Hourly activities:
00:00 - 02:00: Atlas continued break out and l/d logging tool string.
02:00 - 06:00: M/u bit and BHA and RIH for wiper trip to condition hole for running 7" casing.
06:00 - 06:30: Continued RIH for wiper trip to condition hole and mud for running 7" casing.
06:30 - 07:30: Cut and slipped drilling line.
07:30 - 11:00: Finished RIH.
11:00 - 11:30: Circulated.
11:30 - 12:30: Backreamed from 4047m to 3800m.
12:30 - 17:30: Circulated to condition mud for running 7" casing lowered and evened mud weight to 1. 55 SG from high spots of 1. 58 SG to 1. 61 SG.
17:30 - 00:00: POOH to run 7" casing.

24-hour summary: Made wiper trip to condition hole for running 7" casing. R/u to run 7" casing.
Hourly activities:
00:00 - 01:00: Finished POOH. L/d drilling jar.
01:00 - 02:30: P/u sl tool bushing retrieving tool), RIH, and retrieve wear bushing discernible wear or marks).
02:30 - 04:30: M/u casing hanger with seal assembly to type st casing hanger running tool c/w SSR plugs. M/u halliburton cementing head.
04:30 - 06:00: R/u frank's FC-1 casing fillup and circulating tool. R/u weatherford casing equipment.
06:00 - 07:00: Finished r/u weatherford to run 7" casing.
07:00 - 16:30: Ran 7" casing.
16:30 - 17:30: Hydraulic power unit for casing tong overheated.
17:30 - 22:00: Ran 7" casing.
22:00 - 22:30: Casing tong not working problem with hydraulic pressure/volume supply. Changed power units.
22:30 - 00:00: Ran 7" casing.

24-hour summary: R/u and ran 7" casing.
Hourly activities:
00:00 - 06:00: Continued running 7" casing.
06:00 - 19:00: Continued running 7" casing.
19:00 - 20:30: M/u casing hanger. R/d casing handling tools and r/u to run casing on drill pipe.
20:30 - 21:00: RIH with casing on HWDP running string. Landed casing and checked datum line OK. Total mud losses running casing 6 m3.
21:00 - 00:00: Circulated casing. 20 30 mud returns while circulating at 330 LPM 475 LPM. Lost 26 m3 mud total.

24-hour summary: Finished running 7" casing. Circulated and cemented casing. Set seal assembly.
Hourly activities:
00:00 - 01:00: Pumped 15 m3 halliburton spacer 50oe+. Gained 2 m3 m3 lost). Dropped ball and sheared out bottom plug with 100 bar.
01:00 - 02:00: Batched up and mixed and pumped 10. 1 m3 1. 80 SG cement. Dropped dart and sheared top plug with 230 bar.
02:00 - 04:30: Displaced cement. Pump rate 475 LPM, 10 mud returns. Lost 68 m3 mud while displacing cement. Circulating pressure from time bottom plug hit float collar behind bottom plug) until top plug bumped rose 13 bar bar calculated). Bumped plug with 70 bar over FCP to 132 bar. Floats held OK.
04:30 - 06:00: Set seal assembly. Pressure test failed returns coming up drill string. Begin POOH.
06:00 - 06:30: Test of seal assembly failed. POOH with st casing hanger running tool.
06:30 - 07:00: Found seals on st tools to be washed out. Attempted to test seal assembly against blind rams without success.
07:00 - 10:30: M/u seal assembly running tool and RIH. Re-torqued seal assembly and attempted to pressure test without success.
10:30 - 12:00: M/u sl tool. RIH and retrieved seal assembly.
12:00 - 14:30: M/u mill/flush tool and RIH. Milled and flushed seal area at top of casing hanger wellhead. Pumped 5 m3 hivis and boosted riser. POOH.
14:30 - 17:00: M/u seal assembly running tool with elastomer type seal assembly and RIH. Set seal assembly and tested to 345 bar OK. POOH.
17:00 - 21:30: M/u sl tool and 7" wear bushing and RIH. Set wear bushing in wellhead and tested BOP to 35/345 bar on yellow pod from main panel. Function tested on blue pod from toolpushers minipanel. Function tested acoustic controls from cellar deck. POOH.
21:30 - 22:30: Found wear bushing not released from sl tool. RIH and re-set wear bushing. POOH.
22:30 - 23:00: R/d cementing head and l/d same.
23:00 - 23:30: Changed XO sub on bottom of emergency hangoff tool for 3 1/2" drill pipe.
23:30 - 00:00: R/u to run 3 1/2" drill pipe. Start RIH with same.

24-hour summary: Seal assembly failed to test. Attemped to reset w/o success. Pulled seal assembly. Cleaned sealing area in wellhead with mill/flush tool. Set and tested new seal assembly. Tested BOP. P/u 3 1/2" DP.
Hourly activities:
00:00 - 06:00: Continued p/u and RIH with 3 1/2" drill pipe.
06:00 - 11:00: Completed PU RIH with 3 1/2" DP to 2530 m.
11:00 - 12:00: TIH to wellhead with hang-off-tool. Secured well with middle 5" pipe rams. Back-out of h-o-t. POOH with landing string.
12:00 - 13:00: Closed blind shear rams. Tested 7" casing to 345 bar.
13:00 - 15:00: Displaced riser to seawater. RU spider MU diverter running tool.
15:00 - 00:00: Operations suspended due to ofs strike.

24-hour summary: Well secured using hang-off-tool. 7" casing b/s rams tested to 345 bar. Rig operations suspended due to ofs strike.
Hourly activities:
00:00 - 06:00: Operations suspended due to ofs strike.
06:00 - 00:00: Operations suspended due to ofs strike.

24-hour summary: Rig operations suspended due to ofs strike.
Hourly activities:
00:00 - 06:00: Operations suspended due to ofs strike.
06:00 - 00:00: Operations suspended due to ofs strike.

24-hour summary: Operations suspended due to ofs strike.
Hourly activities:
00:00 - 06:00: Operations suspended due to ofs strike.
06:00 - 00:00: Operation suspended due to ofs strike.

24-hour summary: Operation suspended due to ofs strike.
Hourly activities:
00:00 - 06:00: Operation suspended due to ofs strike.
06:00 - 00:00: Operations suspended due to ofs strike.

24-hour summary: Operations suspended due to ofs strike.
Hourly activities:
00:00 - 06:00: Operation suspended due to ofs strike.
06:00 - 00:00: Operation suspended due to ofs strike

24-hour summary: Operation suspended due to ofs strike
Hourly activities:
00:00 - 06:00: Operation suspended due to ofs strike
06:00 - 00:00: Operation suspended due to ofs strike

24-hour summary: Operations suspended due to ofs strike
Hourly activities:
00:00 - 06:00: Operation suspended due to ofs strike
06:00 - 17:00: Operation suspended due to ofs strike.
17:00 - 19:00: Laid out diverter running tool and spider.
19:00 - 19:30: RIH with open ended 5" DP to top of shearram.
19:30 - 21:30: Displaced riser and kill and chokelines to OBM. Verified no pressure under BOP.
21:30 - 22:00: Opened shearram. Screwed into hang-off tool. Pulled hang-off tool over BOP.
22:00 - 23:30: Broke circulation and circulated bottoms up.
23:30 - 00:00: Slugged pipe and POOH to 2575 m.

24-hour summary: Displaced riser to OBM. Screwed into hang-off tool and circulated bottoms up. POOH.
Hourly activities:
00:00 - 06:00: Continued POOH with 3 1/2" DP to 170 m.
06:00 - 06:30: POOH from 170 m with 3 1/2" DP.
06:30 - 09:00: RIH with 4 stds of 3 1/2" DP below BOP test tool. Od on XO sub below test tool was too big to enter 7" CSG. Test plug was not seated. POOH and racked back 3 1/2" DP.
09:00 - 11:00: Unscrewed extension sub from BOP test tool. PU 9jts x 5" HWDP from deck. RIH and seated BOP test tool.
11:00 - 15:30: Tested BOP on blue pod. Tested all valves and rams to 20/345 bar. Tested annular to 20/241 bar. Function tested BOP on yellow pod.
15:30 - 16:30: POOH with test tool. Function tested accustic system and shearram.
16:30 - 19:00: Tested ibops on topdrive and stab-in valves to 20/345 bar.
19:00 - 00:00: LD 70 jts of 5" DP from derrick.

24-hour summary: Tested BOP. LD 5" DP from derrick.
Hourly activities:
00:00 - 06:00: Continued LD 5" DP. Laid down total 144 jts.
06:00 - 06:30: LD 5" DP from derrick.
06:30 - 10:00: Changed handling tools and MU 5 7/8" bit and 7" CSG scraper. PU 9 jts of 4 3/4" DC and 15 jts of 3 1/2" HWDP from deck and RIH.
10:00 - 14:30: RIH to 1502 m with 3 1/2" DP from derrick. Broke circulation at 1000 m.
14:30 - 18:00: LD 15 jts of 5" HWDP and 9 jts of 6 1/2" DC from derrick.
18:00 - 00:00: PU 3 1/2"dp from deck. RIH to 2550 m. Broke circulation at 2000 m and 2500 m.

24-hour summary: PU 3 1/2" DP from deck. LD 5" HWDP and 6 1/2" DC. RIH to 3820 m. Worked CSG scraper.
Hourly activities:
00:00 - 01:00: Continued PU 3 1/2" DP from deck. RIH to 2718 m.
01:00 - 05:30: RIH with stands to 3820 m. Broke circulation at 3000 m and 3500 m.
05:30 - 06:00: Installed XO sub and 5" pup joint. Connected top drive and worked CSG scraper over packer setting area from 3795 m to 3820 m. Pumped 850 LPM 310 bar SPP.
06:00 - 06:30: Worked casing scraper over packer setting area from 3795 m to 3820 m. Circulated 850 LPM 310 bar stand pipe pressure.
06:30 - 07:00: RIH to 3850 m. Had backflow through drillstring due to unbalanced mud.
07:00 - 07:30: Circulated and condition mud at 3850 m.
07:30 - 08:00: RIH to 3950 m. Had backflow through drillstring.
08:00 - 08:30: Circulated and condition mud at 3950 m.
08:30 - 10:30: Washed down from 3950 m. Tagged float collar at 4019 m.
10:30 - 13:00: Circulated and condition mud to 1. 55 SG.
13:00 - 22:00: Slugged pipe and POOH. LD 5 7/8" bit and 7" CSG scraper.
22:00 - 00:00: Held pre-job meeting with all personnel involved. RU to run shooting nipple on 7" casing. PU XO sub for wireline stuffing box and MU to joint of 7" casing. LD same on deck.

24-hour summary: RIH to pb depth. Circulated and conditioned mud. POOH. RU to RIH with SBT log.
Hourly activities:
00:00 - 01:00: PU shooting nipple and RIH with same on 7" casing to 92 m.
01:00 - 02:30: Installed XO sub for wireline shieve on top drive saver sub. Changed to 45 ft bails.
02:30 - 03:30: Western atlas made up SBT CCL GR.
03:30 - 04:30: Western atlas investigated power failure on logging tool. Changed out swivel and MU new connection.
04:30 - 05:00: PU casing joint with XO sub and stuffing box. Connected logging cable.
05:00 - 06:00: Western atlas had indication of periodical failure on logging tool. Changed out cable head.
06:00 - 06:30: RIH with SBT-CCL-GR to 65 m. MU last casing joint. Positioned string with heave compensator and closed lower annular.
06:30 - 10:00: Western/atlas RIH with SBT-CCL-GR. Tool stood up at 1270 m. Worked tool down. Stood up again at 1440 m. Tried to work through no success.
10:00 - 12:30: POOH with wireline. Disconnected upper casing joint and LD logging tool.
12:30 - 14:30: Installed wts tools below SBT to allow for more weight.
14:30 - 17:00: Tool check showed failure on vdl section. Changed to back up tool. Performed new toolcheck. OK. RIH to 150 m and installed upper casing joint.
17:00 - 23:00: RIH with SBT-CCL-GR. Checked pick up weight at 1000 m 2500 lbs 2000 m 3600 lbs 2500 m 5600 lbs. At 3000 m pick up weight was 8000 lbs, logging weight was 7500 lbs. At 3500 m we showed PUW lw 8000 7500 lbs. At TD 4036 m wireline depth we showed PUW lw 10000 9500 lbs.
23:00 - 00:00: Logged from 3993 m to 3556 m.

24-hour summary: Run SBT log. Rig down wireline.
Hourly activities:
00:00 - 02:00: Logged from 3556 m to 2592 m.
02:00 - 04:00: POOH from 2592 m with logging tool.
04:00 - 05:30: LD upper casing joint. LD logging tool and rigged down wireline.
05:30 - 06:00: Changed bails and LD hang-off sub for logging shieve.
06:00 - 08:00: L/d 7" liner shooting nipple equipment. Broke and l/d stuffing box equip.
08:00 - 10:00: Prepared for running atlas mac log. R/d atlas wireline.
10:00 - 00:00: M/u and RIH w/ 5-7/8" bit and 7" CSG scraper for mud condtion/ clenaup run. Broke circ. Every 500 m. Circ. To condition mud. Recorded torque/ drag each 500 m. RIH to FC m). Treated mud. MW drifted back from 1,55 SG to 1,47 SG.

24-hour summary: Rigged down logging equipment. Made clean-up/mud condition run inside 7" casing to hight tension while logging). Reduced mudweight from 1,55 SG to 1,47 SG. Started to pull out of hole.
Hourly activities:
00:00 - 04:00: Circulated to condition mud, 820 LPM 300 bar. Had problems w/ unstable MW. Circ. Until even 1,47 SG.
04:00 - 06:00: POOH from 4019 m to 3200 m.
06:00 - 08:30: POOH w/ 5-7/8" bit from 3200 m to 1630 m.
08:30 - 09:30: Flushed kill-/choke lines. Circ. To condition mud LPM).
09:30 - 13:00: POOH w/ 5-7/8" bit from 1630 m. Racked BHA in derrick.
13:00 - 14:30: R/u atlas wireline. M/u mac tool string.
14:30 - 00:00: Ran atlas log no. 2 b mac-gr. Ih 1430 hrs. OOH 2344 hrs.

24-hour summary: Pulled out of hole with 5-7/8" bit and 7" casing scraper. Ran atlas log no. 2b mac-gr. Ran atlas perforating guns on wireline.
Hourly activities:
00:00 - 00:30: R/d atlas log no. 2b mac-gr.
00:30 - 02:30: M/u atlas perforating gun assy.
02:30 - 06:00: RIH w/ atlas perforating gun assy. Ih 0235 hrs. Recorded pick-up WT as RIH 2000 m 3000 lbs, 2500 m 4000 lbs, 3000 m 5300 lbs, 3500 m 6600 lbs.
06:00 - 00:00: Ran atlas perforating gun on wireline. Fired 2 first levels. No indic. Of firing. POOH. OOH 1420 hrs. Verified both levels fired. RIH 1435 hrs. Fired remaining 5 levels had indic. Of firing first 2 levels. POOH.

24-hour summary: Perforated 7" casing levels) on atlas wireline. Pulled out. Found upper 3 levels not fired. Worked to solve problem. Made up and ran in hole with atlas perforating assembly.
Hourly activities:
00:00 - 01:00: Cont. POOH w/ atlas perf. Run assy. OOH 0020 hrs. Found 3 upper upper levels not fired, and lowest 2,6 m of gun assy. Left in hole.
01:00 - 02:00: Slipped cut drilling line while trouble shooting on atlas equip.
02:00 - 04:30: Worked on atlas logging equipment.
04:30 - 06:00: M/u and RIH w/ atlas perforating gun. Ih 0450 hrs.
06:00 - 22:00: RIH w/ atlas perf. Gun assy. Not able to pass 3505 m. POOH. Added weights. RIH. Fired level 5 and 6 inside 7" CSG. Skipped level 7, due to not able to correlate. POOH. OOH 2145 hrs. R/d logging tools.
22:00 - 00:00: P/u and m/u schlumberger MDT tool string.

24-hour summary: Perforated addotional 2 levels inside 7" casing 3. Level due to correlation problems). Made up schlumberger MDT tool string. Worked to solve contact problems on same.
Hourly activities:
00:00 - 01:30: M/u schlumb. MDT tool string.
01:30 - 02:30: Connected cable to schlumb. MDT tool string. Tested signals. Got indic. Of contact failure in tool string.
02:30 - 06:00: Worked to solve contact failure in schlumb. MDT tool string.
06:00 - 07:30: Worked to solve contact failure in schlumb. MDT tool string. Found contact failure on chambre module. Repaired same. Tested MDT assy.
07:30 - 22:00: M/u schlumb. MDT tool string to 3-1/2" DP and RIH, speed 2 min/std. Filled pipe every 3. STD, broke circ. Evety 10. STD. RIH to 3602 m.
22:00 - 00:00: Launched locomotive into DP, installed side entry sub. Ran/pumped locomotive inside 3-1/2" DP on atlas cable.

24-hour summary: Ran schlumberger MDT log on drill-pipe. Had failure on cable contact with MDT assembly. Worked to solve problem.