bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 00:45: Performed correlation log from 3400 m to 3200 m. Powered up WL tractor and ran back down to 3400 m. Schlumberger tools would not operate properly.
00:45 - 06:00: Trouble shoot power problem with downhole tools. Could not operate GR and switches, but were able to operate WL tractor. Attempted to locate error in surface system.
06:00 - 08:30: Continued to trouble shoot power problem with downhole tools. Could not operate GR and switches, but were able to operate WL tractor.
08:30 - 11:30: POOH with BHA from 3400 m to 250 m. Powered down logging unit with guns 70 m below seabed. Closed DHSV, HMV and SV. Broke lubricator at in-situ sub and LD toolstring.
11:30 - 17:30: Continiued to trouble shoot power problem with toolstring. Had same problem with tools at surface. Found lower part of welltec tractor drained for hydraulic oil. This may have affected tools below because the power situation in the toolstring was altered.
17:30 - 19:30: MU and installed BHA to perforate with back-up WL tractor, back-up GR tool PGGT) and changed out schlumberger switches. Unable to move toolstring due to power shut down on WL winch.
19:30 - 00:00: Made and installed new re-set handle for WL winch 380 v power supply. Trouble shoot problem with power supply.

24-hour summary: Continued to trouble shoot power problem with downhole tools. POOH and found hydraulic leak in WL tractor. Changed to back-up WL tractor, back-up shooting GR and changed out schlumberger switches. Had problem with power supply for WL winch. MU BHA filled riser/lubricator with ramex/meg and tested RU to 30/185 bar 5/10 min.
Hourly activities:
00:00 - 01:30: Continued trouble shooting problem with power supply and found loose rele. Fastened rele and installed ex-cover on WL winch.
01:30 - 02:30: Lowered orientating weight and 30 ft gun section into lower riser section and hung off in c-plate. Filled riser with 200 ltrs of ramex. Connected and armed perforating guns according to schlumberger procedure.
02:30 - 04:30: Leak tested in-situ sub to 30/185 bar 5/10 min using seawell pumpe and 100 MEG. OK. Bled down grease pressure and filled riser/lubricator with 253 ltrs of 100 MEG using CMT unit. Unable to start RIH with BHA due to power shut down on WL winch.
04:30 - 06:00: Trouble shoot problem with power supply on WL winch.
06:00 - 07:00: Open HMV and SV turns). Equalized and opened DHSV. RIH with BHA to perforate interval from surface to 233 m. Powered up logging unit with guns 70 m below seabed.
07:00 - 10:00: RIH with BHA from 233 to 3122 m. PU 50 m every 500 m due to new cable. Ran carefully through DHSV and pulled back up to confirm that it was fully open. Up weigh 480kg hanging weight 466 kg at 493 m MDRT. Weights while RIH was according to tension simulations. Correlated and adjusted depth by 1 m before starting tractor.
10:00 - 10:45: Powered up WL tractor and continued RIH with BHA to perforate interval from 3122 to 3400 m. Running speed 12 m/min.
10:45 - 11:30: Performed correlation log from 3400 m to 3200 m using GR. Powered up WL tractor and ran back down to 3400 m.
11:30 - 11:45: Fired guns and perforated interval from 3345 3354. 2 m MDRT. Good indication of firing on DHPG.
11:45 - 13:15: Performed GR-CCL log from 3266 m to 2450 m MDRT.
13:15 - 15:00: POOH with BHA from 2450 m to 250 m. Powered down logging unit with guns 70 m below seabed. Closed HMV and SV.
15:00 - 17:15: Broke lubricator at in-situ sub and LD toolstring.
17:15 - 18:00: Opened KWV and HMV and attempted to bullehead baseoil using CMT unit. Stopped when pressure reached 100 bar at 80 LPM. 2. 9 m3 baseoil pumped in total. Meanwhile performed surface checks on wellteck tractor and removed PGGT and chock absorber from toolstring.
18:00 - 20:00: Continued to perform surface checks on welltech tractor. Lost contact with schlumberger logging unit. Meanwhile held time-out for safety with drill crew with focus on the dropped object.
20:00 - 21:00: Schlumberger unit experienced power shut down and had to restart all systems.
21:00 - 22:00: Went through schlumberger and welltech checklists. Checked CCL and gun switches.
22:00 - 23:00: MU and installed BHA to perforate interval
23:00 - 23:45: Lowered orientating weight and 30 ft gun section into lower riser section and hung off in c-plate. Filled riser with 200 ltrs of ramex. Connected and armed perforating guns according to schlumberger procedure.
23:45 - 00:00: Leak tested in-situ sub to 30/150 bar 5/10 min using seawell pumpe and 100 MEG. OK.

24-hour summary: RIH with BHA and perforate interval on WL and tractor. Sucess. Rig up BHA RIH and perforation interval on WL and tractor.
Hourly activities:
00:00 - 00:30: Continued to install tool catcher for schlumberger cable head.
00:30 - 04:00: Built new cable head on 7/16" cable for BHA Checked CCL and toolstring. Prepared to RU lubricator. Meanwhile trouble shoot bleed off valve on grease skid.
04:00 - 04:45: Held tool box meeting and PU lubricator to vertical position on rig floor. Observed incorrect installation of hoses on lubricator.
04:45 - 05:15: LD lubricator and re-arranged hoses.
05:15 - 06:00: PU lubricator to vertical position on rig floor. MU lubricator to lower riser.
06:00 - 08:30: Filled riser with 450 ltrs 100 MEG and pressure tested rig up to 30/185 bar 5/10 min. OK. Broke lubricator at in-situ sub and checked CCL.
08:30 - 10:45: MU and installed BHA to perforate interval Lowered orientating weight, 20 ft gun section and 30 ft gun section into lower riser section and hung off in c-plate. Filled it with 185 ltrs of ramex. Connected and armed perforating guns according to schlumberger procedure. Leak tested in-situ sub to 30/150 bar 5/10 min using seawell pump and 100 MEG. OK.
10:45 - 11:15: Bled down grease pressure and filled riser/lubricator with 280 ltrs of 100 MEG using CMT unit. Pressured up to 20 bar and equalized above HMV. Drain hose on lubricator parted.
11:15 - 11:45: Re-united and fixed splize on drain hose on lubricator.
11:45 - 12:15: Open HMV and SV turns). 22. 2 bar WHP and 256 bar on DHPG. RIH with BHA to perforate interval from surface to 235 m. Powered up logging unit with guns 70 m below seabed.
12:15 - 14:00: RIH with BHA from 235 to 3100 m. PU 50 m every 500 m due to new cable. Ran carefully through DHSV and pulled back up to confirm that it was fully open.
14:00 - 15:00: Performed correlation log from 3100 m to 2975 m using CCL. Ran back down to 3048 m. Fired guns and perforated interval from 3044 3059. 2 m MDRT. Good indication of firing on DHPG.
15:00 - 17:00: POOH with BHA from 3250 m to 250 m. Powered down logging unit with guns 70 m below seabed.
17:00 - 18:15: Continued to POOH with BHA from 250 m to OOH. WHP 33. 7 bar and 263 bar on DHPG. Closed SV and HMV. Bled off XMT cross to 5. 3 bar. Inflow tested HMV to 20-5. 3 bar/10 min. OK. Bled off pressure and flushed riser/lubricator with nitrogen. Cleaned rig floor due to slipping hazard.
18:15 - 20:00: Held tool box meeting prior to lo guns and tractor. Isolated gas detector on rig floor. Broke lubricator at in-situ sub and LD guns and toolstring. All shots fired.
20:00 - 22:45: Changed to backup head without rebuilding rope socket, due to ECRD weak point. Checked CCL and toolstring.
22:45 - 00:00: MU and installed BHA to perforate interval Lowered 30 ft gun section into lower riser section and hung off in c-plate. Connected and armed perforating gun according to schlumberger procedure.

24-hour summary: Perforate well with BHA interval on WL. Perforate well with BHA interval on WL.
Hourly activities:
00:00 - 03:00: Inflow tested HMV to 67-5 bar/10 min. OK. Bled off pressure. Opened KWV and equalized and opened HMV using 100 MEG and CMT unit. Closed DHSV. Bullheaded 3 m3 100 MEG followed by 6. 3 m3 of basoil at 500 LPM 77 bar. Bled off pressure above DHSV to 5 bar and inflow tested DHSV to 67-5 bar for 30 min. OK. Bled off pressure above DHSV to zero.
03:00 - 03:45: Closed HMV. Flushed XMT, riser and lubricator with nitrogen to closed drain.
03:45 - 05:15: Held tool box meeting prior to lo guns. Broke lubricator at in-situ sub and LD guns and toolstring. All shots fired.
05:15 - 06:00: Closed all XMT valves. Cut 7/16" cable and started to RD WL lubricator on rig floor.
06:00 - 10:00: RD lubricator and WL upper risers sections.
10:00 - 10:30: Removed scaffolding from WL BOP and shut down f-4 injection due to need of changing actuator.
10:30 - 12:30: RD WL BOP'S and placed below moonpool hatch. Removed lower riser sections from XMT and lifted to rig floor.
12:30 - 14:15: Installed XMT tree cap. Transferred operation of HMV and DHSV from WL controlled panel to m rsk production. Removed kill line hose and installed 1502 weco blind cap outside KWV.
14:15 - 15:30: Removed half moon hatch and lowered down actuator for f-4. Installed full hatch on f-14.
15:30 - 17:00: Leak tested tree cap, XMT cross and KWV cap to 35/345 bar for 5/10 min using seawell pump and 100 MEG. OK. Bled off pressure. Meanwhile removed WL BOP'S from moonpool and performed skidding checks.
17:00 - 18:00: Performed well hand over activities. Verified that all valves on XMT and DHSV were closed. Meanwhile continued to remove WL equipment from rig floor. Handed well over to maersk production at 18 00. End of operations

24-hour summary: RD lubricator, risers and WL bops. Clean and clear rig floor. Leak tested tree cap, XMT cross and KWV cap. Handed over well to m rsk production.
Hourly activities:
18:30 - 20:30: Re-arranged hatches on weather deck.
20:30 - 20:45: Held toolbox talk prior to skidding from f-15 to f-14.
20:45 - 21:30: Removed scaffoling on weather deck and bridge from production module to cantilever.
21:30 - 22:15: Skidded rig from f-15 to f-14. Made adjustments as required to put rotary in line with f-14 XMT.
22:15 - 00:00: Waited on handover of well f-14. Meanwhile WL riser/bop on weather deck hatch and secured same scaffolding/rails on weather deck general PMS in drilling areas drilling BOP ROV umbilical

24-hour summary: Re-arranged hatches on weather deck. Skidded rig from f-15 to f-14. Waited on production to hand over well f-14.
Hourly activities:
00:00 - 06:00: Waited on handover of well f-14. Meanwhile general PMS in drilling areas drilling BOP ROV umbilical checks on WL equipment
06:00 - 00:00: Waited on handover of well f-14. Meanwhile on choke manifold valves of pressure on drilling BOP control system on mudpump valves xcv1/xc2 on trip tanks drops punch items in derrick general housekeeping in drillng areas

24-hour summary: Waited on production to hand over well f-14 to initial start up of f-15). Meanwhile performed general PMS and houskeeping in drilling areas. Dismantled BOP components.
Hourly activities:
00:00 - 06:00: Waited on handover of well f-14. Meanwhile drilling BOP components
06:00 - 19:00: Waited on handover of well f-14. Meanwhile for WL operation drilling BOP components
19:00 - 19:30: Performed toolbox for commencing WL operations.
19:30 - 20:30: Hooked up local control to HMV and DHSV. Shifted valve on HMV quick dump. Removed cap on KVW and rigged up bleed off line/manifold. Checked for pressure and removed treecap.
20:30 - 21:30: Removed lid on WL hatch and came down with WL riser. Adjusted WL hatch a few inches to starboard due to clash with WL riser. Landed WL riser on top of XMT and made up quick union. Hooked up BOP and tested hoses calibrated rams test) OK.
21:30 - 22:00: Lined up to flush cement line. Flushed line from cement unit to XMT with MEG taking returns through closed drain.
22:00 - 23:30: Performed line test to 30/200 bar 5/10 min against closed KWV. Obtained test 1 drop 10 min. Bled off pressure to closed drain. Bled off pressure on production flowline and vented same for continued testing.
23:30 - 00:00: Installed cap on WL riser. Lined up and filled WL riser with MEG from cement unit. Filled riser until fluid returns through needle valve on riser cap.

24-hour summary: Waited on handover of well f-14. Recieved well from production at 19 00. Hooked up local control panel and connected riser. Hooked up BOP control hose and calibrated BOP. Hooked up bleed off manifold and tested same. Tested XMT cross. Rigged up WL and made up toolstring. Tested WL rig up 30/200 bar 5/10 min OK. Tested check valve for flowback OK. Pumped MEG to equalize DHSV.
Hourly activities:
00:00 - 01:45: Beaned up well to 4500 sm3/d. Meanwhile RIH to 3056 m MD. Took p/u weight at 10 m/min to verify simulations. P/u weight 3000-3100 lbs in correspondance with simulated values. Picked up to 2900 m MD. Had problems maintaining rate at 4500 sm3/d due to high separator levels. Cut back rate to 4250 sm3/d.
01:45 - 04:15: Allowed downhole pressure to stabilize at 4250 sm3/d to 0,2 bar/hr FBHP variance. Obtained stable FBHP of 267,5 bar at DHPG.
04:15 - 05:00: RIH to 3027 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3027 m to 3395 m MD.
05:00 - 05:15: Made upwards logging pass from 3395 m to 2950 m MD at 40 m/min.
05:15 - 05:45: RIH to 3038 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3038 m to 3395 m MD.
05:45 - 06:00: Made upwards logging pass from 3395 m to 2950 m MD at 30 m/min.
06:00 - 06:30: RIH to 3060 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3060 m to 3395 m MD.
06:30 - 07:00: Made upwards logging pass from 3395 m to 2950 m MD at 20 m/min.
07:00 - 07:45: RIH to 3030 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3030 m to 3395 m MD.
07:45 - 08:30: Made upwards logging pass from 3395 m to 2950 m MD at 10 m/min.
08:30 - 09:00: RIH to 3030 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3030 m to 3333 m MD.
09:00 - 10:00: POOH with PLT/TRACTOR toolstring on 7/16" EWL from 3333 m to 2950 m MD. Took stationary PLT readings at 3333 m MD 3304 m MD 3173 m MD 3040 m MD 2950 m MD
10:00 - 11:00: POOH with PLT/TRACTOR toolstring on 7/16" EWL from 2950 m to 2547,5 m MD. Checked PLT sensors towards DHPG. Checked PLT data. Shut- in well.
11:00 - 12:30: POOH with PLT/TRACTOR toolstring on 7/16" EWL from 2547 m MD to surface. Ran carefully through DHSV at 492 m MD. Ran cable head into toolcatcher.
12:30 - 14:30: Closed SV partly and verified toolstring out of hole. Recorded siwhp 120 bar. Closed HMV, bled down pressure above to 5 bar and inflow tested OK. Bled off pressure to zero to closed drain and purged riser with nitrogen. Lined up cement unit and filled riser with MEG. Closed SV and tested flow cross to 30/200 bar 5/10 min OK. Hooked up permanent hydraulic controls to HMV and DHSV. Re-opened DHSV.
14:30 - 00:00: Equalised across PVW and beaned up well. Stand by for rigging down WL until scheduled shut-in.

24-hour summary: Made PLT logging passes from 3395 m to 2950 m MD at 20 and 10 m/min. Took PLT stationary readings. POOH with PLT. Inflow tested HMV and SV. Purged and flushed riser. Hooked up permanent controls to XMT. Stand-by for rigging down WL until scheduled shut-in.
Hourly activities:
00:00 - 06:00: Stand by for rigging down WL until scheduled shut-in.
06:00 - 17:00: Stand by for rigging down WL until scheduled shut-in. Monitored lubricator and WL riser for pressure build up every 15 min. Meanwhile prepared skid list performed 5-yearly on choke manifold dismantled hydraulic hoses on tension cylinders cleaned wellhead and moonpool area. screened slops
17:00 - 19:30: Waiting on MDN. Unable to proceed with WL operation due to ongoing 5-yearly work on tension cylinders in moonpool.
19:30 - 00:00: Waited on m rsk production to shut in well and inflow test HMV to 119-5 bar/10 min and DHSV to 119-5 bar/30 min. Had 0. 7 bar drop/10 min on HMV and 0. 3 bar drop/30 min on DHSV. Bled off pressure to 0 bar above DHSV. Isolated HMV. Confirmed valve status and handed over well to drilling at midnight. Meanwhile cleaned in moonpool area and injected slop. Held tool box meeting for RD lubricator, LD toolstring and performe dual lift of WL riser. Sorted out problem with exhaust fumes on drillfloor.

24-hour summary: Stod by for rigging down WL until scheduled shut-in. Canceled cheduled production shut-in and had to wait on m rsk to finish off 5-yearly work on tension cylinders in moonpool. Waited on m rsk production to shut in well and inflow test hmvand DHSV. Drained lubricator and WL riser. Broke out lubricator and LD toolstring. Tested WL BOP to 20/345 bar for 5/10 min. LD lubricator. Installed double lift arrangement from TDS to WL BOP and riser.
Hourly activities:
00:00 - 02:00: Released tool from tool catcher and verified no pressure in lubricator. Opened SV. Drained WL riser to closed drain and flushed with nitrogen.
02:00 - 03:00: Broke lubricator above in-situ sub and LD schlumberger tools and welltech tractor. No marks or damage to toolstring.
03:00 - 04:45: Ran cable through WL BOP and attempted to test to 20/345 bar for 5/10 min. Not able to pressure up to more than 160 bar. Ran test rod on rope through WL BOP and tested to 20/345 bar for 5/10 min using drill water. OK.
04:45 - 05:45: LD lubricator onto HTS to be able to change grease tubes while skidding.
05:45 - 06:00: Installed 10 MT lifting cap on WL riser and installed elevator on riser section.
06:00 - 06:15: Disconneced WL riser and BOP from XMT and lifted off with TDS. Secured lift with slips in rotary and kept suspended from rig floor.
06:15 - 08:30: RU to move hatches in moonpool. Removed WL hatch and moved hatches 14, 13 and 12 to cover all openings on weather deck.
08:30 - 09:15: RD surface lines from KWV. RU HP hose from CMT unit to KWV.
09:15 - 13:30: Performed line test from KWV to CMT unit. OK. Opened SV and KWV. Leak tested tree cap and XMT cross to 30/345 bar for 5/10 min using CMT unit. OK. Bled off pressure. Closed SV. Leak tested SV to 30/345 bar for 5/10 min using CMT unit. OK. Bled off pressure. Closed KWV and RD surface lines on KWV. Installed cap on KWV and removed 1/2" plug. Opened SV. Leak tested KWV to 30/345 bar for 5/10 min using seawell pump. OK. Bled off pressure. Opened KWV. Installed 1/2" plug in KWV cap. Leak tested KWV cap to 30/345 bar for 5/10 min using seawell pump. OK. Bled off pressure. Disconnected seawell test pump from WH cap and closed needle valve.
13:30 - 14:00: De-isolated HMV and re-established platform permanent control system. Filled in and signed handover document" and handed over well from volve d&w to m rsk production at 14 00. Meanwhile held tool box talk for skidding from f-15 to f-12.
14:00 - 14:30: Removed stair cases from cantiliver to main deck and scaffolding in moonpool.
14:30 - 15:00: Skidded rig from f-14 4. 5 m FWD to f-12. Operation transferrred to f-12

24-hour summary: Disconneced WL riser and BOP from XMT and suspended from rig floor. RD surface lines. Re-arranged and installed hatches on weather deck. RD surface lines and RU HP hose to XMT KWV. Leak tested XMT cross, SV, KWV and tree cap. Handed well over to m rsk production. Skidded rig to f-12. Transferred operation to f-12.
Hourly activities:
15:30 - 19:00: Spotted wire line equipment on cantilever deck.
19:00 - 00:00: Hooked up electricity to schlumberger logging unit and dog house. Meanwhile leak tested WL BOP on stump. Unpacked risers and grease head from rack.

24-hour summary: Spotted and and hooked up WL equip. Assembled lubricator and riser. Built cable head.
Hourly activities:
00:00 - 02:45: Made up grease injection head with 7/16" cable. Meanwhile moved WL BOP to moon pool area and started to hook up electricity to AWS equipment.
02:45 - 03:00: Held tool box meeting prior to assemble the lubricator and riser.
03:00 - 06:00: Assembled lubricator and riser on rig floor. Meanwhile built cable head and megged same.
06:00 - 07:30: Assembled lubricator and riser on rig floor.
07:30 - 09:15: All personnel mustered to life boat drill and attended OIM'S HSE meeting.
09:15 - 11:30: Prepared hoses for BOP, hooked up remote control unit in WL winch and completed lubricator.
11:30 - 17:45: Tested PLT and 2 1/8" tractor and back-up).
17:45 - 19:00: Completed hook up of electric power to winch power pack.
19:00 - 00:00: Hooked up hoses to GIH and prepared hoses for local control of HMV and DHSV, while production dept. Prepared well for handover to well service.

24-hour summary: Prepared WL equipment for rig-up and tested PLT and tractor. Handed well over to well service. Rigged up lower riser and BOP.
Hourly activities:
00:00 - 00:30: Handed well over from production to well service. Siwhp 92 bar.
00:30 - 01:00: Held tool box meeting prior to test of x-mas tree and installation of manifold on TKV.
01:00 - 02:00: Waited on production dept. For activation of work permit.
02:00 - 03:30: Leak tested x-mas tree to 20/ 170 bar for 5/ 10 min, against HMV, PWV, TKV and SV.
03:30 - 04:45: Installed manifold on TKV and leak tested same to 20/ 170 bar for 5/ 10 min, against TKV.
04:45 - 05:00: Held tool box meeting prior to removing tree cap and r/u of riser and BOP.
05:00 - 06:00: Removed tree cap and rigged up riser and BOP.
06:00 - 09:00: Leak tested connections between BOP and XMT as well as LTV and bleed off hose outside TKV. All tests done to 20/170 bar for 5/10 min.
09:00 - 11:15: Held tool box talk and hoisted down upper riser through RT and stabbed same onto BOP. Installed upper sheave wheel with 7/16" cable and hoisted up lubrikator and GIH in elevator. Lifted up tractor and hung off in riser. WL winch suddenly stopped. Unable to find and correct problem. LD tractor.
11:15 - 17:00: Troubleshot winch problem, m rsk electrician assisted. Bypassed relay, restarted power pack and let it run for two hours without any problem. Decided to continue acc. To program.
17:00 - 19:15: Made up BHA 1 with PLT and 2 1/8" tractor, stabbed on lubricator and lined up for filling of rig-up with productions MEG pump.
19:15 - 19:45: Held tool box meeting prior to test of rig-up.
19:45 - 21:00: Filled rig-up using productions MEG pump. Leak tested rig-up to 20/ 170 bar for 5/ 10 min.
21:00 - 21:45: Held pre-job meeting and reviewed program for PLT logging with involved personnel.
21:45 - 23:30: Opened HMV and pumped 6,5 m of MEG to equalize and open DHSV.
23:30 - 23:45: Equalized and opened swab valve. Siwhp 75,8 bar, DHPG 292,5 bar and DHTG 102,3 deg c.
23:45 - 00:00: RIH with PLT/ RST logging tool and tractor at 10 m/ min to 150 m.

24-hour summary: Rigged up WL equipment. RIH with PLT/RST. Performed spinner calibration and started to bean up well to test separator with full bore spinner at 2900 m mdrkb.
Hourly activities:
00:00 - 00:15: Continued to RIH with PLT/ RST logging tool and tractor at 10 m/ min. Increased speed to 20 m/ min at 300 m mdrkb.
00:15 - 00:30: Stopped at 450 m mdrkb and powered up minitron and checked tools.
00:30 - 02:00: Continued to RIH with PLT/ RST logging tools and tractor at 40 m/ min.
02:00 - 02:15: Performed depth correlation across interval 2556 2675 m mdrkb.
02:15 - 02:30: Positioned PLT at p/t sensors in DHG at 2542 m mdrkb. PLT readings 4242,9 psi bar), 102 deg c. DHG readings 292,56 bar, 102,22 deg c.
02:30 - 03:30: Performed spinner calibration across interval 2850-2900 m mdrkb at 10, 20, 30 and 40 m/ min up/down.
03:30 - 04:00: Verified inline and full bore spinner calibration and positioned full bore spinner at 2900 m mdrkb. Siwhp 74,9 bar, DHP 292,59 bar, DHT 102,14 deg c.
04:00 - 04:30: Equalized and opened PWV.
04:30 - 06:00: Started to bean up well to test separator. At 06 00 hrs choke 19 FWHP 64 bar, DHP 285,3 bar, DHT 105,6 deg c.
06:00 - 10:15: Continued beaning up well until choke size at 40,2 Stabilized flow rate at appr. 5200 sm
10:15 - 15:00: RIH 30 m and tool string stopped. Started tractor and RIH to 3380 m. Logged flowing up-passes with PLT tools between 3380 and 2970 m at 10/20/30/40 m/min. Tractored down each time. Took stationary readings at 3200, 3040 and 2970 m. Positioned tool string with full bore spinner at 2900 m.
15:00 - 17:00: Choked back flow rate to 3300 sm and stabilized.
17:00 - 21:30: Started tractor and RIH to 3380 m. Logged flowing up-passes with PLT tools between 3380 and 2970 m at 10/20/30/40 m/min. Tractored down each time. Took stationary readings at 3200, 3040 and 2970 m. Positioned tool string with full bore spinner at 2900 m.
21:30 - 23:30: Choked back flow rate to 1800 sm and stabilized.
23:30 - 00:00: Started tractor and RIH to 3380 m.

24-hour summary: Performed PLT logging as per program.