bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 02:00: Energized multibowl slips. Performed 5 ton overpull test, OK. Meanwhile pressure tested annular BOP to 20 345 bar on stump. Not able to obtain test. Commenced to replace annular element.
02:00 - 02:30: Installed hatches around production riser. Meanwhile replacing annular preventer.
02:30 - 03:30: Installed control hose reel and pump for claxton tool on drill floor. Meanwhile replacing annular preventer.
03:30 - 05:30: Erected scaffolding around claxton tool in moonpool. Meanwhile replacing annular preventer.
05:30 - 07:30: Attempted to disengage claxton tool with 1500 psi on piston. Not able to release tool. Increased pressure to 1800 psi and released claxton tool. Meanwhile replacing annular preventer.
07:30 - 09:30: Held pre-job meeting. Pulled out with claxton tool and laid down same to cantilever deck. Meanwhile replacing annular preventer. Worked with installation of valves and test of multibowl.
09:30 - 18:00: Replaced annular preventer. Function tested annular preventer twice prior to pressure test. Pressure tested annular preventer to 30 345 bar 5 10 minutes, test OK. Meanwhile worked with installation of valves and test of multibowl. Performed maintenance on TDS. Moved slick joint and diverter to drill floor. At 17 00 hrs informed PCR to shut down production on well f-12 and f-14.
18:00 - 00:00: Performed pre-job meeting prior to nipple up BOP. Moved BOP to well center and landed same onto riser. Made up nt2 connector. Connected tension system. Ran slick joint and made up same. At 23 15 hrs informed PCR to restart production on well f-12 and f-14.

24-hour summary: Replaced annular preventer. Installed surface riser and BOP.
Hourly activities:
00:00 - 01:00: Pulled master bushings. Installed diverter.
01:00 - 02:45: Installed BX elevator and rotator. Changed handling equipment to 5 1/2". Picked up bowl protector RT and made up same to 5 1/2" DP. RIH and installed bowl protector. POOH with RT.
02:45 - 08:30: Picked up and RIH with annulus insert retrieval tool. Tagged and engaged annulus insert at 140,2 meter, not able to release annulus insert. POOH with RT. Redressed RT, replaced torque pins with torque keys. Ran back in with RT and engaged same. Released annulus insert with 4000 NM. POOH with RT and redressed same with torque pins. RIH and retrieved annulus insert. Broke out and laid down annulus RT to cantilever.
08:30 - 12:30: Held pre-job meeting prior to clean out run. Picked up and made up jetting sub to 5 1/2" DP. RIH with jetting sub on 5 1/2" DP from surface to 150 m. Pumped 13 m3 hi-vis pill with 500 liter/min, 4 bar. Chased pill with 4,5 m3 SW at 500 liter/min, 2,8 bar. Stopped pumping and RIH from 150 m to 170 m. Waited for pill to soak for 10 minutes. Commenced circulation with SW between 170 m 135 m at 3000 liter/min, 26 bar, 10 RPM, 1-3 KNM. Displaced well back to 26 m3 1,03 SG inhibited brine with 3000 liter/min, 26 bar. POOH and laid down jet sub.
12:30 - 13:45: Strapped DP stands from derrick.
13:45 - 14:30: Held pre-job meeting prior to retrieving bowl protector. RIH with bowl protector retrieval tool and retrieved same. POOH with bowl protector.
14:30 - 17:15: Performed pre-job meeting prior to rig up. Rigged up handling equipment for 10 3/4" tie-back casing.
17:15 - 20:00: Held pre-job meeting prior make up setting tool. Picked up and racked back adjustable surface hanger setting tool.
20:00 - 21:00: Cleaned and cleared rigfloor. Installed large head for 10 3/4" casing handling in PDM. Performed pre-job meeting prior to run 10 3/4" tie-back string.
21:00 - 23:15: Picked up 10 3/4" tie-back connector, inspected same, OK. Picked up and RIH with 10 3/4" tie-back string as per running tally from surface to 103 meter.
23:15 - 00:00: Picked up 10 3/4" surface casing hanger assembly with adjustment sub and continued to RIH.

24-hour summary: Retrieved annulus insert. RIH with tie-back string.
Hourly activities:
00:00 - 01:00: Tagged land off point with 3 ton. Landed off tie-back string at 139,73 meter rotated string with two turns to engage threads in tie-back adapter.
01:00 - 01:30: Released riser RT and POOH with same.
01:30 - 03:00: Rigged down handling equipment for 10 3/4" tie-back casing and cleared rig floor. Rigged up for handling of 5 1/2" DP.
03:00 - 03:30: Picked up and made up tie-back torque tool. Meanwhile drained riser.
03:30 - 05:30: RIH with tie-back connector torque tool on 5 1/2" DP. Landed and engaged torque tool in tie-back adapter at 139,26 meter. Made up tie-back connection to 13300 NM, turned string 5 3/4 RH turns.
05:30 - 06:00: POOH with tie-back connector torque tool on 5 1/2" DP.
06:00 - 07:15: Rigged up handling equipment for 10 3/4" tie-back casing. Held toolbox talk.
07:15 - 08:45: Picked up casing hanger landing string and RIH to top of casing hanger at 20,9 meter. Engaged CHRT with 6 left hand turns.
08:45 - 10:45: Performed pre-job meeting prior to test tie-back adapter. Rigged up swedge and hose for tie-back connector test. Flushed lines and tested lines to 345 bar for 5 minutes. Pressure tested tie-back connector to 20 345 bar 5 10 minutes. Pumped 466 liters, bled back 461 liters. Rigged down swedge and hose.
10:45 - 11:30: Picked up adjustable sub setting tool and RIH with same to 28,67 m
11:30 - 12:00: Applied 133 bar, picked up 2 ton, bleed off pressure. Turned string 13 turns and picked up with 30 ton overpull. Continued to turn untill 9000 NM torque achieved. Total 14 1/4 turns. Observed correct movement through annulus port on surface WH. Final tension 30 ton.
12:00 - 18:00: POOH with adjustable sub setting tool and racked back in derrick. Changed to 10 3/4" handling equipment. Made up 10 3/4" x 2002 weco swedge. Pressure tested adjustable sub internal seal to 30 375 bar 5 10 minutes. Pumped 446 liters, bled back 446 liters. Rigged down hose and swedge. Disengaged CHRT with 6 right hand turns. POOH with CHRT from 20,89 meter to surface. Broke out and laid down CHRT to cantilever. Rigged down 10 3/4" casing handling equipment and rigged up for handling 5 1/2" DP.
18:00 - 20:15: Picked up 10 3/4" MS-T seal assembly RT and made up same to 5 1/2" DP double. Connected hydraulic lines to RT and flushed through same. Function tested 10 3/4" MS-T seal assembly RT. Installed MS-T seal on RT.
20:15 - 21:00: RIH with 10 3/4" MS-T seal assembly and landed off at 20,86 meter. Attempted to lock RT into riser. Not able to lock RT into riser due to internal hydraulic leak i RT.
21:00 - 23:00: POOH with 10 3/4" MS-T seal assembly. Picked up backup 10 3/4" MS-T seal assembly RT and tested same hydraulically. Verified RT measurements. RIH with backup 10 3/4" MS-T seal assembly and landed same at 20,86 meter.
23:00 - 00:00: Sat MS-T seal assembly.

24-hour summary: Installed tie-back connector and pressure tested same. Installed adjustable surface hanger and tested same. Ran seal assembly.
Hourly activities:
00:00 - 01:15: Tested seal assembly to 345 bar 10 minutes through multibowl test port. POOH with 10 3/4" MS-T seal assembly RT and laid down same.
01:15 - 02:00: Held toolbox talk. Lined up to pressure test BOP connection and shear ram against safe lock plug. Performed pressure test to 30 345 bar 5 10 minutes. Pumped 553 liters, bled back 553 liters.
02:00 - 03:00: Picked up bowl protector RT and made up same to 5 1/2" DP. RIH and installed bowl protector at 20,45 m.
03:00 - 03:15: POOH with RT.
03:15 - 07:15: Rigged up, slipped and cut drill line. Calibrated drawworks after slip and cut job. Cleaned and cleared rig floor.
07:15 - 07:30: Performed pre-job meeting prior to retrieve safe lock plug.
07:30 - 10:45: Picked up safe lock plug RT and made up to 5 1/2" DP. RIH with safe lock plug RT on 5 1/2" DP from surface to 611 m with restricted speed. At 611 meter made up TDS and commenced washing down to 629 meter with 300 liter, 3 bar. Increased flow rate to 2000 liter/min, 13 bar and displaced hi-pill out of well between 629 m 621 m. Decreased rate to 300 liter/min, 3-4 bar and washed back down to 629 meter. Continued to wash down with 150 liter/min to top of plug at 631,6 m.
10:45 - 11:45: Latched onto plug at 4. Attempt. Sat down 20 ton on plug, rotated string 1/2 RH turn, took 15 ton overpull. Slacked off 2 ton weight and applied 35 bar, observed pressure drop to 15 bar, bleed off pressure to 0 bar. Took 2 ton overpull and rotated 24 right hand turns to release plug, pulled plug free up to 627 meter. Performed flow check for 10 minutes, OK. RIH to below plug setting point to ensure plug was retrieved and free, OK.
11:45 - 14:15: Held pre-job meeting prior to POOH. POOH with safe lock plug on 5 1/2" DP from 639 m to surface with restricted speed. Inspected safe lock plug and RT, laid down same to cantilever.
14:15 - 15:45: Cleaned and cleared rigfloor. Picked up bowl protector RT and made up same to 5 1/2" DP. RIH to 20,55 meter and attemped to retrieve bowl protector. POOH with RT only. Inspected RT and RIH to 20,55 meter and retrieved bowl protector. POOH with bowl protector.
15:45 - 19:00: Pressure tested upper lower IBOP'S and kelly hose to 20 345 bar 5 minutes. Meanwhile rigged up for running 7" completion string.
19:00 - 20:45: Performed pre-job meeting prior to rig up tubing equipment. Changed to 7" handling gear, BX elevators, installed rotator, adjusted link tilt function. Made up kick stand and racked back in derrick. Installed 7" casing tong and tested same.
20:45 - 00:00: Installed vario spider slips and tested same. Rigged up cable drums on rigfloor and installed sheave for DHPG. Prepared completion assembly and on deck.

24-hour summary: Slipped and cut drill line. Pulled safelock plug. Rigged up for completion.
Hourly activities:
00:00 - 01:30: Rigged up cable drums on rigfloor and installed sheave for DHPG. Prepared completion assembly and on deck. Performed pre-job meeting with all involved personnel prior to run completion string.
01:30 - 04:00: Picked up and RIH 7" completion from surface to 67 meter. Assembly with 7" perforated stem and mule shoe. Assembly with pre installed EVO plug and auto fill valve. Assembly with bot granite packer. 2 ea. Plain 7" tubing joints. Assembly with DHPG. 1 ea. Plain 7" tubing joint.
04:00 - 05:45: Terminated cable to down hole temperature and pressure gauge. Function tested DHPG.
05:45 - 20:30: RIH with 7" tubing from 67 m to 715 m average running speed 4 joints/hr. Total rejected joints 2. Observed trouble with belt on HTS.
20:30 - 21:00: Troubleshoot on HTS belt sensor.
21:00 - 00:00: RIH with 7" tubing from 715 m to 913 m average running speed 5,5 joints/hr. Total rejected joints 2.

24-hour summary: Rigged up to run completion. Ran completion.
Hourly activities:
00:00 - 02:00: RIH with 7" tubing from 913 m to 971 m average running speed 2 joints/hr. Total rejected joints 2. Observed hydraulic leak from elevator fitting.
02:00 - 02:15: Replaced broken hydraulic fitting on elevator.
02:15 - 07:00: RIH with 7" tubing from 971 m to 1232 m average running speed 4,5 joints/hr. Total rejected joints 3.
07:00 - 07:45: Held pre-job meeting. Replaced tubing elevators to improve vertical alignment of tubing.
07:45 - 14:00: RIH with 7" tubing from 1232 m to 1316 m average running speed 1 joints/hr. Total rejected joints 9 high pressure cleaned and re-doped all pins and boxes.
14:00 - 17:30: RIH with 7" tubing from 1316 m to 1500 m average running speed 4,5 joints/hr. Running speed reduced due continous alignment checking and optimizing. Total rejected joints 0. Held pre-job meeting prior to adjust alignment on TDS.
17:30 - 17:45: Adjusted TDS alignment.
17:45 - 00:00: RIH with 7" tubing from 1500 m to 2035 m average running speed 7 joints/hr. Total rejected joints 0.

24-hour summary: RIH with 7" tubing from 971 m to 2035 m
Hourly activities:
00:00 - 11:15: RIH with 7" tubing from 2035 m to 2589 m average running speed 4 joints/hr. Total rejected joints 7.
11:15 - 15:30: Performed pre-job meeting prior to run DHSV. Installed sheave for DHSV control line in PRS. Picked up and made up assembly DHSV and made up same to string. RIH with completion string from 2589 m to 2595 m. Installed and terminated DHSV control lines. Tested DHSV control lines to 520 bar, bled back 370 ML. Tested DHSV control lines to 345 bar and maintained DHSV open while contiue to RIH from 2595 m to 2612 m.
15:30 - 19:00: At 20,55 meter below rotary observed string taking 15 ton weight. Not able to enter centralizer on assembly into 10 3/4" casing in multi-bowl. Picked up string. Attempted to run through multi-bowl, still observing string taking weight. Pulled out to inspect DHSV assembly for contact marks, no marks observed. Observed rig not proper alignet above well.
19:00 - 00:00: Prepared for skidding rig.

24-hour summary: RIH with 7" tubing from 2035 m to 2612 m. Picked up DHSV.
Hourly activities:
00:00 - 01:30: Prepared for skidding rig. Held pre-job meeting prior to skid. Skidded rig 15 cm forward. Attempted to run through multi-bowl, still observing string taking weight. Pulled out to inspect DHSV assembly for contact marks, no marks observed. Ran back in with DHSV assembly, sat down 10 15 ton weight on 10 3/4" casing stump, passed through.
01:30 - 05:00: RIH with 7" tubing from 2612 m to 2798 m. Average running speed 5 joints/hr. Total rejected joints 0.
05:00 - 05:30: Replaced elevator due to trouble with latch function.
05:30 - 10:30: RIH with 7" tubing from 2798 m to 3066 m. Average running speed 4,5 joints/hr.
10:30 - 12:15: Recorded up down weights, 186 139 ton. Changed to 5 1/2" DP elevators. Rigged down sheaves for control lines. Picked up pre-made DP landing stand and made up to tubing string. Installed masterbushings and manual slips.
12:15 - 14:30: Performed pre-job meeting prior to RIH. Washed down with 7" tubing on 5 1/2" DP from 3066 m to 3099,7 m at 150 liter/min, sat down 5 ton on PBR no go. Pulled back 4,5 meter out of PBR and increased rate to 220 liter/min. Stung into PBR to confirm depth, observed small pressure peak when stinging in. Continued to RIH and confirmed depth by setting down 5 ton onto PBR no go at 3099,7 meter.
14:30 - 19:00: Picked up until weight observed. Marked pipe. POOH with 7" tubing on 5 1/2" DP. Strapped pipe while POOH. Broke out landing string. Replaced box on joint 14 due to poor threads. Meanwhile prepared space out and picked up space out joints from cantilever.
19:00 - 20:00: Held pre-job meeting. Made up two space out joints and RIH from 3099,7 m to 3075,7 m.
20:00 - 00:00: Made up tubing hanger to space out joint. Fed the control lines through hanger and terminated same.

24-hour summary: RIH with completion string to tol. Pulled back and installed spaceout pups installed tubing hanger.
Hourly activities:
00:00 - 01:15: Leak tested all penetrations fittings to 35 450 bar 5 10 minutes, OK
01:15 - 03:30: Installed c-plate and landed tubing in same. Broke out handling tool. Wrapped control and gauge lines 4 times around hanger neck.
03:30 - 04:45: Connected lines to ports in communication collar. Picked up and connected tubing hanger RT to hanger with 8 LH turns. Connected DHSV control lines and tested same to 520 bar 10 minutes. Connected tubing hanger RT control lines to ge reel. Left 520 bar in DHSV control line.
04:45 - 07:30: Picked up and made up landing joints to string. RIH with hanger and landed same on 7" landing string from 3075,7 m to 3098,20 m. 1,27 meter stick up. Verified correct hanger land and seal integrity by testing to 70 bar 5 min through ports on multi-bowl. Engaged tubing hanger lock down ring. Performed pull test to 15 ton overpull, OK. Meanwhile drained riser.
07:30 - 08:00: Pressure tested liner hanger seal to 35 345 bar 5 10 min. Opened DHSV.
08:00 - 10:00: Rigged up swedge and cement hose, tested same to 345 bar 10 min.
10:00 - 10:15: Dropped ball.
10:15 - 10:45: Circulated ball down with 3500 liter/min, 32 bar, pressure increased to 70 bar at landing. Held 70 bar pressure for 5 min to check integrity.
10:45 - 14:15: Increased pressure to 345 bar and held same for 30 minutes to set packer. Meanwhile observed vent line on annulus a. Bled pressure down to 280 bar. Closed DHSV bled pressure down to 210 bar and performed low pressure inflow test, 70 bar, 30 min. Bled pressure down to 10 bar and performed high pressure inflow test, 280 bar, 10 min. Bled pressure back to 0 bar and opened DHSV.
14:15 - 15:30: Lined up and tested connection from cement unit to a annulus. Performed pressure test of production packer though a annulus to 35 345 bar, 5 10 min.
15:30 - 16:45: Held pre-job meeting prior to rig up wireline equipment. Rigged up wireline sheaves and equipment. Made up wireline tool string.
16:45 - 22:30: RIH with wireline tool string and retrieved EVO plug. While POOH observed stuck EVO plug inside DHG mandrel, jarred twice and continued to POOH to surface. Laid out EVO plug and wireline tool string. Rigged down wireline sheaves and equipment.
22:30 - 00:00: Pressure tested line up from cement unit to drill floor to 355 bar minutes. Pressure tested production packer from below to 345 bar- 30 minutes.

24-hour summary: Landed and tested hanger. Sat production packer. Retrieved EVO plug. Pressure tested production packer from below.
Hourly activities:
00:00 - 00:45: Pressure tested production packer from below to 345 bar- 30 minutes. Rigged down surface lines. Closed DHSV.
00:45 - 02:15: Held pre-job meeting. Disconnected tubing hanger RT by rotating 9 turns clockwise. POOH with 7" landing string and tubing hanger, laid out same.
02:15 - 04:30: Rigged down tubing handling equipment. Cleaned and cleared rigfloor.
04:30 - 06:15: Rigged up handling equipment for 3 1/2" DP. Picked up and RIH with 6 3/8" k-type BPV on 3 1/2" DP. Installed BPV and POOH with RT, laid out same.
06:15 - 12:30: Performed pre-job meeting prior to nipple down BOP. Rigged up handling equipment for nipple job on rigfloor. Nippled down diverter, pulled same to rigfloor and secured. Removed riser tension cylinders. Disconnected BOP from HP riser and skidded same to stump. Pulled riser to rigfloor.
12:30 - 17:30: Terminated contol lines on wellhead meanwhile laid out HP riser onto HTS. Prepared spacer spool.
17:30 - 21:30: Run down with spacer spool and landed same on multi-bowl. Made up spacer spool and tested same. Meanwhile transportet scaffolding equipment up in derrick.
21:30 - 00:00: Removed a annulus test hose from wellhead deck. Installed split hatches onto riser on tensioner deck. Removed hatch from f-11. Transferred XMT from overhead crane TDS. Not able to run XMT through hatch.

24-hour summary: Ran BPV plug. Nippled down BOP. Prepared to install XMT.
Hourly activities:
00:00 - 01:30: Removed hatch from f-6.
01:30 - 02:45: Ran down and landed XMT onto spool. Orientation veryfied by laser. Made up XMT to spool piece. Removed XMT lift cap and installed test cap.
02:45 - 16:00: Installed hatches on well f-11 and f-6. Performed termination of control system and flowlines on XMT. Meanwhile replaced drill line guide. Replaced HTS belt. Changed out brake on TDS. Worked with installation of new flowline valve in shaker house. At 16 00 hrs handed over the well to maersk production.
16:00 - 00:00: Erected scaffolding in derrick to enable access to aft PRS. Worked with installation of new flowline valve in shaker house. Meanwhile performed termination of control system and flowlines on XMT.

24-hour summary: Terminated XMT. Performed planned maintenance
Hourly activities:
00:00 - 16:30: Erected scaffolding in derrick to enable access to aft PRS. Replaced junction box aft PRS. Performed planned maintenance on TDS and BOP. Prepared to rig up wireline equipment. Meanwhile performed termination of control system and flowlines on XMT. At 16 30 hrs the well was handed back from maersk production.
16:30 - 00:00: Held pre-job meeting. Pressure tested XMT body and associated valves to 35 345 bar 5 10 minutes.

24-hour summary: Terminated and tested XMT. Rigged up for wireline.
Hourly activities:
00:00 - 00:45: Removed XMT cap. RIH with BPV RT on tugger from rigfloor. Retrieved 6 3/8" BPV and POOH with same.
00:45 - 07:00: Removed f-11 hatch rigged up wireline BOP, riser and lubricator.
07:00 - 10:00: Held pre-job meeting. Filled riser with 100 MEG. Leak tested WL rig up to 30 200 bar 5 10 min using cement pump. Function tested WL BOP. Connected hoses to lubricator and grease injector head. Mounted slings and sheaves in TDS
10:00 - 13:15: Performed test between tractor and WL interface.
13:15 - 15:15: Rigged up lower sheave. Connected tractor to wireline. Stabbed lubricator section onto riser. Pressure tested WL rig up with tractor only to 30 200 bar 5 10 min using cement pump. Drained lubricator and broke out same.
15:15 - 22:00: Performed pre-job meeting prior to handling of toolstring. Made up WL toolstring with guns and RIH. tool length 29. 86m, MAX od 4. 5 in, tool weight 1157. 65 kg) armed the guns. Stabbed lubricator. Pressure tested in-situ sub to 30 200 bar 5 10 min.
22:00 - 00:00: Opened well according to procedure. WHP 80bar

24-hour summary: Rigged up for wireline. Prepared equipment for perforation. Made up preforation tool string.
Hourly activities:
00:00 - 06:00: RIH with perforate BHA on WL tractor from surface to 3700 meter. Not able to pass 3700 meter with string. Push with 1000 lbs with tractor. Simulations predicted 400 lbs push.
06:00 - 07:30: Evaluated situation. Discussed situation with onshore organisation.
07:30 - 08:15: Held TBT. POOH with BHA 1 from 3700 m to 3570 m and tested tractor.
08:15 - 09:45: RIH with BHA 1 on WL tractor from 3570 m and passed restriction at 3700 m. RIH to 3919 m. Unable to communicate with tractor.
09:45 - 10:30: Trouble shoot communication failure, no go. Discussed situation with onshore organisation
10:30 - 13:15: POOH with BHA 1 from 3919 m to 250 m.
13:15 - 14:00: Held TBT. POOH with BHA 1 from 250 m to surface.
14:00 - 17:15: Closed in well. Drained and broke lubricator. Broke down tool string and l/o same.
17:15 - 19:00: Checked wire line tools and cable. Meanwhile checked tractor and found communication failure due to possible short circuit.
19:00 - 21:15: Held TBT. P/u and m/u BHA 1rr. Stabbed lubricator on in-situ sub.
21:15 - 21:30: Pressure tested in-situ sub to 30/200 bar for 5/10 min.
21:30 - 00:00: Opened well and RIH with BHA on WL from surface to 3471 m length 29. 86m, MAX od 4. 5 in, tool weight 1157. 65 kg) WHP 80 bar

24-hour summary: RIH with BHA 1 from surface to 3700 m. Worked passed restriction at 3700 m and RIH to 3919 m. Lost communication with tractor. POOH and l/o BHA 1. P/u and m/u BHA 1rr and RIH to 3471 m.