Hourly activities:
00:00 - 00:45: POOH with 4,5" perforating guns on 7/16" EWL from 600 m MD to surface. Powered down logging unit at 215 m MD. Barriered off wellbay. Pulled WL BHA into toolcatcher. Closed SV and verified toolstring above SV. Recorded siwhp 37,5 bar. Closed HMV. Opened SV partly.
00:45 - 01:15: Opened KVW and bled down pressure in XMT cross to 5 bar. Inflow tested HMV to 32 bar differential pressure for 10 min. Monitored and recorded pressure in PCR. No pressure increase in XMT cross recorded, pressure stable at 4,6 bar OK.
01:15 - 01:45: Hooked up nitrogen hose to WL riser needle valve. Purged riser with nitrogen and bled off pressure to closed drain. Bled down pressure in WL riser/lubricatro to zero. Closed SV and TKV.
01:45 - 02:15: Held toolbox talk for laying out WL BHA and rig down WL equipment. Cleaned drillfloor due to hydraulic fluid spills.
02:15 - 04:30: Broke quick connector and lifted off WL lubricator. Broke out gun sections using c-plate and chain tongs. Laid out guns and firing head/ccl. Confirmed 100 detonation. Rigged down lubricator and laid down on HTS. Cut WL. Rigged down WL sheaves. Installed lift cap on WL riser and slung up with braided slings lift). Installed elevator around coupling on WL riser lift).
04:30 - 05:00: Broke WL riser quick union on XMT. Lifted riser 1 m above XMT. Installed treecap.
05:00 - 06:00: Lined up to pump from cement unit. Pressured up to 30 bar against treecap. Pressure increased 8 bar in 15 min and levelled out at 38,5 bar siwhp) not able to seat HMV at low differential. Pressured up to 200 bar. Observed 0,25 bar/min drop OK.
06:00 - 06:15: Bled off pressure to closed drain to 40 bar after test of treecap. Flushed 200 liter MEG from cement unit to closed drain due to potential hcs in cement line, isolated cement unit on ltv2. Bled off pressure to zero to closed drain.
06:15 - 07:00: Closed MMV. Closed SV. Opened needle valve on treecap. Pressure tested SV to 40/200 bar 5/10 min pumping MEG from cement unit OK, recorded test in PCR. No visual leaks observed on needle valve. Bled off pressure to zero to closed drain. Closed treecap needle valve.
07:00 - 07:15: Held toolbox talk handover meeting for inflow test of DHSV.
07:15 - 08:00: Flushed lines from pit to cement unit for pumping brine. Lined up to pump down well from cement unit.
08:00 - 08:15: Equalized across HMV with 40 bar. Opened HMV. Recorded siwhp 49,2 bar.
08:15 - 09:45: Bullheaded 3 m3 MEG followed by 6,6 m3 1,03 brine and 1,2 m3 MEG. Pumprate 100 LPM 45-55 bar. Closed DHSV from local control panel.
09:45 - 10:30: Bled off pressure above DHSV from 45 bar to 5 bar to closed drain.
10:30 - 11:15: Inflow tested DSHV to 40 bar differental for 30 min. Recorded test in PCR. Pressure increased from 5,1 bar to 5,8 bar OK.
11:15 - 12:00: Equalised across DHSV with 33,5 bar. Closed HMV and bled off pressure above to 5 bar to closed drain.
12:00 - 12:30: Inflow tested HMV OK.
12:30 - 13:00: Open KVW. Equalized across HMV with 35 bar and opened same. Bled off pressure above DHSV to zero to closed drain. Closed HMV and DHSV.
13:00 - 13:30: Rigged down valve manifold on KWV. Hooked up seawell test pump to treecap.
13:30 - 14:00: Pressure tested KWV 30/200 bar 5/10 min with seawell test pump OK. Charted test in PCR.
14:00 - 14:30: Installed cap on KWV. Opened KWV. Pressure tested KWV cap to 30/200 bar 5/10 min Recorded test in PCR.
14:30 - 15:15: Unhooked seawell test pump hose, closed needle valve on treecap. Removed hoses for local control panel. Hooked up permanent hydraulic control hoses to HMV and DHSV exit block. Shifted handle on HMV to quick dump. Cleaned XMT.
15:15 - 16:15: Hooked up line from cement unit to a-annulus. Performed line test OK. Deisolated permanent hydraulic controls to XMT. Applied opening pressure on ASV line.
16:15 - 17:15: Pumped in a-annulus and equlized ASV with 60 bar. Bled of pressure to zero. Matching pumped and bled back volumes l), i. E. ASV opened.
17:15 - 17:30: Closed a-annulus valves, unhooked cement hose and installed blind flange
17:30 - 17:45: Held toolbox talk for re-arranging hatches on weather deck.
17:45 - 18:30: Re-arranged hatches on weather deck. Handed well over to production. End of operations

24-hour summary: Tested SV. Bullheaded MEG/BRINE and inflow tested DHSV. Pressure tested KWV and cap. Hooked up permanenet hydraulic controls to XMT. Pressured up on a-annulus and opened ASV. Re-arranged hatches on weather deck. Handed well over to production.