Hourly activities:
00:00 - 01:05: Continued to install perforating guns. Installed firring head and stabbed lubricator. Tested upper QTS to 20/345 bar for 5/10 min. Toolstring weight 3300 lbs in lubricator.
01:05 - 01:25: Opened HMV. WHP 54 bar. Equalized lubricator through kill wing manifold. Opened SV and RIH.
01:25 - 02:15: RIH w/bha from surface to 500 m.
02:15 - 02:35: Halliburton checked connection with tool and correlated depth through DHSV.
02:35 - 03:15: Continued to RIH with BHA tractor and perforating guns. Tried to increase speed to 35 m/min. Observed grease pump started pumping and decided to slow down speed to 30 m/min.
03:15 - 05:20: Continued to RIH from 1500 m to 3080 m. Observed high tension on surface. MAX tension observed was 9000 lbs. RIH in 100 m steps from 3000 m. Stopped at 3080 m. Pulled up and attempted to pass by gravity. No-go. Had to start tractor.
05:20 - 06:00: Started tractor and continued to RIH in 100 meters steps using tractor. Pick up weight at 3200 m was 8400 lbs.
06:00 - 06:50: RIH wit tractor to 3290 m, performed pull test. PW 7500 lbs.
06:50 - 08:25: RIH at 100 m intervals and performed pull tests. 3490 m PW 8300 lbs 3590 m PW 9500 lbs
08:25 - 09:00: Stopped at 3600 m, had to pull over 50 of cable strenght. Evaluated situation.
09:00 - 09:55: Evaluated situation, had meeting with onshore. Decided to POOH, had PW at 10 100 lbs before BHA moved, had head tension at 1350 lbs. Continued to POOH at 5 m/min, logged head tension. Depth p/u weight head tension 3590 m 9200 lbs 2060 lbs 3550 m 8300 lbs 2009 lbs 3500 m 7700 lbs 1904 lbs 3450 m 7600 lbs 1820 lbs 3400 m 7250 lbs 1740 lbs meanwhile evaluated situation with onshore.
09:55 - 12:30: Continued POOH to surface.
12:30 - 14:05: OOH, closed SV and inflow tested. Closed HMV and inflow tested. Siwhp 69 bar. Bleed down pressure in lubricator and flushed same with nitrogen.
14:05 - 14:20: Helt toolbox talk prior to l/d perforation guns.
14:20 - 14:45: Waited on production department for measuring benzene.
14:45 - 15:00: Measured 106 ppm benzene inside lubricator. Measured no benzene in work area for personnel.
15:00 - 16:35: Laid down perforation guns and tractor.
16:35 - 19:45: Decision made to split perforation run in two separate runs due to heavy guns. Prepared tractor and perforation guns for next run.
19:45 - 20:00: Held toolbox talk for installing new perfoartion gun.
20:00 - 20:30: Installed tractor and shorter perforation gun into lubricator. Filled riser with 120 litres og 50/50 MEG/RX-72.
20:30 - 21:40: Checked fireing head and it was not within acceptance criteria. Changed fireing head.
21:40 - 23:10: Connected tractor to perforation guns. Stabbed lubricator and leak tested lower QTS to 20/345 bar for 5/10 min. Opened HMV. WHP 78 bar. Equalized lubricator via kill wing. Opened SV.
23:10 - 23:30: RIH with BHA tractor and short perforation gun from surface to 500 meters.
23:30 - 00:00: Halliburton performed communication check and correlated depth in DHSV.

24-hour summary: Installed long perfoartion guns. Had to POOH with long perforation guns due to tension above 50 of cable strength 150 above shooting depth. Decision made to split the perforation guns. RIH with shorter perforation gun.