Hourly activities:
00:00 - 00:45: Released tubing bonnet from wellhead ustilising slings in TDS bails. Pulled tubing bonnet to drill floor.
00:45 - 01:15: P/u surface riser from HTS with assistance from crane. Tailed riser in to well centre. Lowered riser through rotary and landed off in WH. Took overpull to confirm latch. Production dept re-started production from adjacenet wells according to simops procedure.
01:15 - 01:45: Disconnected slings from riser and r/u to lift diverter
01:45 - 03:00: Performed TBT for installing diverter. Lifted diverter from setback with TDS. Installed diverter in housing. Removed lifing eyes and slings from diverter. Energized diverter. Installed master bushings.
03:00 - 03:30: Removed chains from bails. Clean and cleared rig floor. Installed BX elevator.
03:30 - 04:15: Performed TBT for installing boreprotector. M/u RT to DP stand and attached boreprotector to same. RIH and installed boreprotector in WH. POOH with RT, b/o and l/d same.
04:15 - 04:30: Performed TBT for retrieving timelock plug on 5 1/2" DP. P/u and m/u timelock RRT.
04:30 - 05:30: RIH with timelock RRT on 5 1/2" DP from 5 m to 430 m. Avg. Tripping speed 425 m/hr.
05:30 - 06:00: Engaged and released timelock plug according to archer procedures.
06:00 - 07:00: POOH timelock plug on 5 1/2" DP from 430 m to 241 m. Avg. Tripping speed 189 m/hr.
07:00 - 07:15: Performed TBT with new crew for POOH.
07:15 - 08:30: POOH timelock plug on 5 1/2" DP from 241 m to 8 m. Avg. Tripping speed 186 m/hr.
08:30 - 08:45: L/d timelock plug and RRT on deck.
08:45 - 09:00: Lifted WL tools to drill floor and prepared same.
09:00 - 09:15: Performed TBT for r/u and run WL
09:15 - 10:15: R/u WL equipment and p/u me-plug toolstring
10:15 - 10:30: Tested toolstring and zeroed depth in RKB.
10:30 - 12:00: RIH with me-plug. Lost weight at 952 m. P/u to 900 m, RIH at higher speed and passed obstruction. Continued RIH. Lost weight at 1163 m. P/u to 1130 m, RIH at higher speed and passed obstruction. Continued RIH and tagged TD at 1195 m.
12:00 - 12:30: P/u until tension in string. Activated setting tool and set plug according to interwell procedure. Observed tension drop from 1320 lbs to 790 lbs, indication of plug set. RIH and tagged plug. Top plug at 1187,81 m. Mid element at 1188,87 m.
12:30 - 13:00: POOH with WL toolstring. Simultaneously performed TBT for r/d WL equipment.
13:00 - 13:30: L/d WL toolstring and r/d wireline equipment.
13:30 - 13:45: Performed TBT for pulling boreprotector and installing casing tong.
13:45 - 14:45: Cleared set back area for weatherford casing tong.
14:45 - 15:45: P/u boreprotector RRT. RIH with same on DP to surface WH. Engaged boreprotector and pulled same to surface. L/d boreprotector RRT.
15:45 - 17:15: R/u weatherford casing tong.
17:15 - 17:30: Performed TBT for r/u schlumberger equipment and m/u ESP assemblies. Installed stovepipe above rotary.
17:30 - 18:45: P/u ESP assembly 1 multisensor and motor. Landed lifting clamp on stovepipe in rotary. Serviced motor according to schlumberger procedures.
18:45 - 20:00: Performed TBT with new crew. P/u and m/u ESP assembly 2 protector. RIH and landed off in stovepipe.
20:00 - 20:45: P/u and m/u ESP assembly 3 ESP pump. RIH and landed off in stovepipe.
20:45 - 21:15: P/u and m/u discharge pressure assembly 4) to ESP pump.
21:15 - 22:00: Changed inserts in elevator to 7 5/8". Installed rotating arm on elevator.
22:00 - 22:45: P/u and m/u ESP assembly 5 bolt on discharge and XO.
22:45 - 23:30: Pulled back to multisensor and connected hydraulic line to same. Pressure tested to 3000 psi 15 min.
23:30 - 00:00: Pulled ESP electrical cable to rig floor. Feed cable through banana sheave and installed sheave to PRS.

24-hour summary: Installed surface riser and diverter. Installed boreprotector. Retrieved timelock plug from 9 5/8" liner. R/u WL and installed me plug in 6 5/8" screen section. Retrived boreprotector. R/u for running tubing and commenced m/u ESP assemblies.