Hourly activities:
00:00 - 00:30: Continued to POOH with BHA from 250 m to 86 m. Unable to move toolstring due to power shut down on WL winch.
00:30 - 01:15: Electrican opened ex-panel and re-sat main switch.
01:15 - 01:30: Continued to POOH with BHA from 86 m to 17 m. Unable to move toolstring due to power shut down on WL winch.
01:30 - 02:15: Electrican opened ex-panel and re-sat level sensor.
02:15 - 04:00: Continued to POOH with BHA from 17 m to OOH. Closed SV and HMV. Inflow tested HMV to 20-5 bar/10 min. OK. Bled off pressure. Held tool box meeting prior to lo guns and tractor. Cleaned rig floor due to slipping hazard. Broke lubricator at in-situ sub and hung off gun in riser.
04:00 - 04:45: Trouble shoot problem with gun switch and found faulty switch. Changed to back-up switches. Checked toolstring with tractor and switches installed.
04:45 - 06:00: Lo guns and WL tractor. Checked WL tractor oil level.
06:00 - 07:30: Continued to perform checkes on WL tractor. Lifted WL tractor on to drill floor. Meanwhile cleaned drillfloor.
07:30 - 09:30: MU and installed BHA to perforate interval Lowered orientating weight and 30 ft gun section into lower riser section and hung off in c-plate. Drained riser and filled it with 200 ltrs of ramex. Connected and armed perforating guns according to schlumberger procedure. Leak tested in-situ sub to 30/150 bar 5/10 min using seawell pumpe and 100 MEG. OK.
09:30 - 10:00: Bled down grease pressure and filled riser/lubricator with 250 ltrs of 100 MEG using CMT unit. Pressured up to 20 bar and equalized above HMV.
10:00 - 10:30: Open HMV and SV turns). 19. 6 bar WHP and 255 bar on DHPG. RIH with BHA to perforate interval from surface to 235 m. Powered up logging unit with guns 70 m below seabed.
10:30 - 12:45: RIH with BHA from 235 to 2500 m. PU 50 m every 500 m due to new cable. Ran carefully through DHSV and pulled back up to confirm that it was fully open.
12:45 - 13:30: RIH with BHA from 2500 to 3180 m. PU 50 m every 500 m due to new cable. Weights while RIH was according to tension simulations. Correlated and adjusted depth before starting tractor.
13:30 - 14:00: Powered up WL tractor and continued RIH with BHA to perforate interval from 3180 to 3330 m. Running speed 11 m/min.
14:00 - 15:00: Performed correlation log from 3330 m to 2975 m using CCL. Had 10 min power shut-down on WL winch. Powered up WL tractor and ran back down to 3330 m. Fired guns and perforated interval from 3287 3296. 2 m MDRT. Good indication of firing on DHPG.
15:00 - 17:30: POOH with BHA from 3250 m to 250 m. Powered down logging unit with guns 70 m below seabed.
17:30 - 19:00: Continued to POOH with BHA from 250 m to OOH. Closed SV and HMV. Bled off XMT cross to 5. 8 bar. Inflow tested HMV to 20-5. 8 bar/10 min. OK. Bled off pressure and drained riser. Cleaned rig floor due to slipping hazard.
19:00 - 20:15: Held tool box meeting prior to lo guns and tractor. Broke lubricator at in-situ sub and LD guns and toolstring.
20:15 - 21:30: Held tool box meeting before LD lubricator. LD lubricator on drill floor and removed tool catcher for welltec cable head.
21:30 - 23:30: Inspected grease head and line wiper. Found kink on return hose and missing plug for grease head. Changed out grease return system on grease head.
23:30 - 00:00: Installed tool catcher for schlumberger cable head.

24-hour summary: Perforated well with BHA interval on WL tractor. Changed tool catcher, rebuilt cable head and changed toolstring to BHA