Hourly activities:
00:00 - 01:15: Lined up cement unit to pump-in sub on rig floor and performed line test to 345 bar. Prepared injection head for 345 bar test. Bled off chemical injection line to zero and inflow tested same. Pressured up the tubing to 35 bar/10 min to test the production packer from below. Volume pumped was 117 ltrs. Kept 570 bar on trscssv CL. Opened a-annulus. No backflow observed. Pressure dropped 0. 17 bar. Pressured up the tubing to 345 bar/10 min to test the production packer from below. Volume pumped was 1137 ltrs Kept 570 bar on trscssv CL. No backflow observed. Pressure dropped 1. 0 bar. Inflow test of chemical injection line was OK.
01:15 - 02:00: Worked to free NPR pulling string from 3000 m to 2971. 0 m. Observed that restriction had shifted 1. 0 m higher due to balloning. Not able to pull NPR plug through PBR. Bled pressure back to zero. Volume bled back was 1390 ltrs. Worked to free NPR pulling string from 3000 m to 2972. 0 m. Not able to pull NPR plug through PBR.
02:00 - 02:30: RIH with NPR pulling string to 3089 m and tagged TCP gun hanger. Up weight 1060 kg. Put NPR plug on top of TCP gun hanger and jared 10 times without lifting the plug from the hanger. Pulled up 2-3 m to 1200 kg tension and lost 500 kg, before upweight stabilized at 800 kg. Went down and verified tag at 3089 m.
02:30 - 04:00: POOH with NPR pulling tool. Passed PBR and trscssv without any signs of hanging up. Hanged off toolstring in tool catcher.
04:00 - 06:00: Observed tugger wire and 7/32" braided line was twined together at top of lubricator. Held tool box meeting. Had to man-ride to sort out wires in derrick. Broke connection above WL-BOP and lifted off lubricator section. LD WL toolstring.
06:00 - 10:45: Stabbed the WL lubricator. Waited on weather and WL tools to arrive from shore.
10:45 - 14:30: Untangled the WL wire from the shackle on the tugger line. Cut of 50 m of wire and made new rope socket. Took pull test on the rope socket to 1500 kg. Tested the up stroke on jar, worked at 500 kg.
14:30 - 15:15: Held meeting with shore regarding running details.
15:15 - 15:45: Re-calibrated the WL BOP.
15:45 - 16:45: Made up new WL BHA and installed in lubricator. HW 240 kg.
16:45 - 17:30: Leak-tested rig-up to 25bar/5min and 240 bar/10min, against WL-BOP blind rams.
17:30 - 19:45: Opened the WL-BOP blind rams, and shear blind rams. RIH with the NPR plug GS retrieving tool. At 2950 m weight up/down 730/370 kg HW 670 kg. RIH to 3050 m weight up/down 750/370 kg HW 370 kg. Drifted back to 2963m without no obstruction.
19:45 - 22:30: RIH and latch the NPR at 3094 m depth). Pulled out with the NPR plug, had 200 kg extra pulling weight, entered the mule shoe, no obstruction. Kept steady pull of 12 m/min, took overpull of 400 kg at 2975 m, continued pull out of hole. Passed the DHSV with no overpull.
22:30 - 23:30: Unable to latch with the tool catcher. HW 390 kg. Held tool talk prior to brake at the WL BOP.
23:30 - 00:00: Applied 150 bars to the grease injection head. Pressure up the well to 80 bars, 340 litres, closed the DHSV and bled of the pressure to 10 bars above the DHSV and inflow tested same for 10 min.

24-hour summary: Retrieved the NPR plug, no damage or marks on the NPR plug. RD wire line surface equipment.