bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 03:00: Continued installing casing handling equipment. Meanwhile checked banana sheave in derrick. Removed clamp from first tubing joint and cut ESP control cable.
03:00 - 03:15: Performed TBT for l/d hanger and POOH with 7 5/8" tubing.
03:15 - 03:45: B/o tubing hanger assembly with RT. L/d and secured same on deck.
03:45 - 04:15: Changed BX inserts to 7 5/8" tubing. Moved aft HRN back to allow more room for TDS to pass casing tong.
04:15 - 07:00: POOH with 7 5/8" tubing with ESP assemblies and control cable from 358 m to 297 m. Disconnected cable clamps and spooled power cable to the spooling unit.
07:00 - 08:15: Troubleshot and function tested guide arm on HTS. Meanwhile repaired weatherford casing guide removed guide arm, checked and secured piston.
08:15 - 11:00: POOH with 7 5/8" tubing with ESP assemblies and control cable from 297 m to 225 m. Disconnected cable clamps and spooled power cable to the spooling unit.
11:00 - 15:30: Secured drillfloor. Stop in operation due to crew change. Meanwhile observed missing armor on ESP cable pulled out of hole.
15:30 - 15:45: Performed TBT with new drilling crew for POOH.
15:45 - 19:00: POOH with 7 5/8" tubing with ESP assemblies and control cable from 225 m to 92 m. Disconnected cable clamps and spooled power cable to the spooling unit.
19:00 - 19:30: Performed TBT with new drilling crew for POOH.
19:30 - 20:30: POOH with 7 5/8" tubing with ESP assemblies and control cable from 92 m to 21 m. Disconnected cable clamps and spooled power cable to the spooling unit. Recovered total 30 tubing clamps none left in hole.
20:30 - 21:00: Performed TBT for changing handling equipment and l/d ESP assemblies.
21:00 - 22:00: Disconnected banana sheave from hang off line. Lowered sheave and cable to drill floor.
22:00 - 23:00: Removed weatherford autoslips. Installed master bushings and schlumberger stove table.
23:00 - 00:00: Commenced dismantling and l/d ESP assemblies.

24-hour summary: L/d tubing hanger and RT to deck. POOH and l/d 5 7/8" tubing with control line. Commenced l/d ESP assemblies.
Hourly activities:
00:00 - 02:00: Connected pothead to ESP motor
02:00 - 03:15: Serviced seal on protector and filled with oil.
03:15 - 04:15: Installed protectolizer clamps and terminated hydraulic lines. Secured string with manual slips.
04:15 - 04:30: Performed TBT for running 7 5/8" tubing with cable.
04:30 - 05:15: P/u first 7 5/8" tubing joint from HTS. Attempted to m/u same to ESP assy. Not able to get good connection. Trouble to b/o connection. B/o and observed damaged threads. L/o tubing joint.
05:15 - 06:00: Evaluated situation.
06:00 - 07:00: B/o and l/d bolt on discharge assembly assy due to damaged threads.
07:00 - 07:15: Performed TBT with new crew.
07:15 - 08:15: P/u and m/u the bolt on discharge assembly assy retrieved from f-9 a.
08:15 - 09:00: P/u first 7 5/8" tubing joint from HTS. M/u same to ESP assy. Pulled up and installed clamps.
09:00 - 09:15: Performed TBT for pulling master bushings and install spider slips.
09:15 - 09:45: Troubleshot fault on PRS.
09:45 - 10:15: Installed banana sheave onto hangoff wire.
10:15 - 11:30: Installed wire clamp. Pulled master bushings and installed spider slips on tugger.
11:30 - 18:45: RIH with ESP assemblies on 7 5/8" tubing from 21 m to 348 m. M/u control line clamp on every connection. Average 4,1 joints/hr. Schlumberger tested ESP and cable at 134 m, 212 m and 290 m.
18:45 - 19:00: Performed TBT with new crew. Changed inserts in BX-ELEVATOR to 5 1/2".
19:00 - 21:15: Changed to larger sized weatherford tong.
21:15 - 21:45: P/u tubing hanger assembly from HTS. Tailed into well centre with crane assist. M/u tubing hanger to 7 5/8" tubing.
21:45 - 22:30: RIH with tubing hanger assembly. Check orientation of alignment key. Spaced out to break fast connector with casing tong and set slips on tubing pup below fast connector. Undid top flange on fast swivel.
22:30 - 23:30: B/o fast connector with casing tong. Made several attempts. Had to change jaws and adjust rollers in tong. Adjusted casing tong torque and b/o at 20000-25000 ft-lbs.
23:30 - 00:00: Released and pulled up fast sleeve. Oriented hanger according to vetco instructions. Cleaned and doped threads.

24-hour summary: RIH with ESP assemblies and cable on 7 5/8" tubing. P/u tubing hanger, m/u and oriented same.
Hourly activities:
00:00 - 00:30: M/u fast sleeve to tubing hanger.
00:30 - 00:45: Performed TBT for removing compact spider.
00:45 - 01:00: Removed compact spider and parked same in set back.
01:00 - 01:45: RIH with tubing hanger to working hight. Mounted penetrator in th, measured cable cutting point. Disassembled penetrator and spaced out for cable splice.
01:45 - 07:00: Electrically checked downhole system. Cut main cable and spooled back remaining ESP cable. Spliced cable to penetrator pigtails. Electrically checked system after splicing.
07:00 - 07:45: Performed TBT for RIH with tubing hanger
07:45 - 08:30: R/d weatherford casing tong and moved same to set back. Removed weatherford 7 5/8" tong from drill floor.
08:30 - 09:00: RIH with th. M/u power penetrator to hanger. Installed cable clamps and adjusted cable to take out slack in same.
09:00 - 10:15: Leak tested power penetrator to 69 bar 10 min.
10:15 - 10:30: Removed master bushings and RIH with tubing hanger.
10:30 - 12:00: Troubleshot PRS. Repaired hydraulic fittings on forward PRS upper head.
12:00 - 12:30: Recorded up/down weight 86 ton 82 ton. RIH and landed tubing hanger. Sat down 10 ton.
12:30 - 12:45: Performed electrical testing of ESP system through landing lead.
12:45 - 13:15: Disconnected tubing hanger RT. POOH and l/d same.
13:15 - 13:30: Performed TBT for pulling diverter.
13:30 - 14:30: Removed link adaptor and elevator. Installed chains and diverter bridle. Meanwhile bled down overshot.
14:30 - 15:00: Cleared drill floor. Pulled master bushings and prepared to pull diverter.
15:00 - 15:15: Stopped operation on drill floor due to exhaust fumes. Production switched over to generators and turned off turbines.
15:15 - 16:00: Pulled diverter and landed same off on set back.
16:00 - 16:30: P/u and attached slings from riser to chains. Removed tarp and nylon covers in moonpool. Meanwhile production dept shut-in adjacent wells according to simops procedure.
16:30 - 16:45: Performed TBT for pulling riser.
16:45 - 18:15: Disconnected riser. Pulled same to surface and l/d on HTS.
18:15 - 19:00: Prepared for running tubing bonnet and spacer spool through rotary on TDS.
19:00 - 19:30: Performed TBT for lowering tubing bonnet.
19:30 - 20:00: Lowered tubing bonnet with spacer spool through rotary and installed same on surface well head. Production dept informed when heavy lift landed.
20:00 - 22:30: Leak tested penetrator seals in tubing bonnet to 69 bar 10 min. Leak tested annulus insert valve to 69 bar 10 min. Leak tested tubing bonnet cavety to 69 bar min.
22:30 - 00:00: Installed ball valve. Commenced nippling up flowline.

24-hour summary: Spliced ESP cable below tubing hanger. RIH, landed and tested th. Pulled diverter and surface riser. Installed tubing bonnet, spacer spool and ball valve. Commenced nippling up flowline.
Hourly activities:
00:00 - 03:30: Continued nippling up flow line. Meanwhile installed hatches above f-9. ESP workover on f-9 a finalized. Commisioning to be performed offline.

24-hour summary: Nippled up flowline. ESP workover on f-9 finalized.