Hourly activities:
00:00 - 00:30: Laid out 2nd double with simultaneous lift by deck crane and TDS
00:30 - 01:00: POOH with HPDR double to 49 m. Removed fairings. Hung off HPDR in riser spider.
01:00 - 02:45: Broke connection using bolt tensioner tools. Installed handling flange type c on 4th double STD joint#2 and lower pup joint.
02:45 - 04:15: POOH with HPDR to 24 m. Checked zink anodes. Checked inside TBC for VX ring none. Removed fairings. Hung off HPDR in riser spider.
04:15 - 06:00: Broke connection using bolt tensioner tools. Installed handling flange type c on 5th double STD joint#1, lower pup joint and TBC. Meanwhile removed tension ring 002 and installed tension ring for PR riser on centralizer deck.
06:00 - 07:00: Laid out 4th double with simultaneous lift by deck crane and TDS.
07:00 - 07:15: Held toolbox talk handover meeting prior to laying out 5th double.
07:15 - 08:30: POOH 5th double STD joint lower pup and TBC to surface. Laid out 5th double with simultaneous lift by deck crane and TDS.
08:30 - 09:00: Cleaned and tided drillfloor.
09:00 - 09:15: Held toolbox talk for transfering f-5 production coflex hose to XMT deck.
09:15 - 10:15: Transferred production coflex hose from drillfloor to XMT deck using tuggers.
10:15 - 10:30: Held toolbox talk for picking up production riser and re-arranging hatches in wellherad module.
10:30 - 11:00: Removed hatches on slot f-10. Re-arranged/built scaffolding barriers around f-5 and f-10. Configured riser spider for running production riser.
11:00 - 11:30: Picked up 1st joint TBC and stress joint, with simultaneous lift by deck crane and TDS. Chekcked re-arranged guidwire clamp.
11:30 - 15:00: RIH with TBC stress joint and hung off in riser spider. Picked up 1st double lower pup joint and STD joint with simulatneous lift by deck crane and TDS. Removed handling flange on 1 st joint. Made up connection using bolt tensioner tools. Tested flange to 3000 psi through test port OK. Installed bolt caps and fairings. Attached guidewire slings and fore-runner on TBC stress joint.
15:00 - 17:15: RIH with production riser to 20 m. Function trested TBC and performed pre-operational checks according to vetco procedure.
17:15 - 18:15: RIH with production riser to put guidewire clamp in convenient working height at centealizer deck. Caught guidewires and attached to ROV hooks/slings on guidewire clamp. Ran guidewires indivdually to 2 m above riser guide funnel at seabed. RIH to 37 m and hung off production riser in riser spider.
18:15 - 18:45: Picked up 2nd double 2 ea standard joints with simulatneous lift by deck crane and TDS. Removed handling tool type e from 1st double.
18:45 - 20:45: Made up connection using bolt tensioner tools. Tested flange to 3000 psi through test port OK. Installed bolt caps and fairings.
20:45 - 21:30: RIH with production riser to 66 m. Hung off production riser in riser spider. Removed handling flange type e. Exhaust fumes on drillfloor.
21:30 - 22:00: Recessed operations due to exhaust fumes on drillfloor.
22:00 - 22:30: Picked up 3rd double lower STD joint and splash zone jnt with simulatneous lift by deck crane and TDS.
22:30 - 00:00: Made up connection using bolt tensioner tools. Tested flange to 3000 psi through test port OK. Installed bolt caps and fairings.

24-hour summary: Laid out 2 ea HPDR joints. Transferred f-5 coflex hose to XMT deck. Prepared for running production riser. Ran production riser and entered riser guide funnel with TBC.