Hourly activities:
00:00 - 00:15: Dropped 13/4" SABS opening ball. Displaced ball down with 400 LPM, 10 bar. Observed 55 bar pressure increase when ball sheared out ball seat.
00:15 - 00:30: Continued displacing well from 1. 26 SG soludrill to 1. 20 SG nacl brine. 3000 LPM, 38 bar, 40 RPM, 6 KNM.
00:30 - 01:45: Swept well with 15 m3 soap pill, 5 m3 1. 20 SG brine and 15 m3 soap pill. 2000 LPM, 20-24 bar, 20 RPM, 6 KNM. Continued pumping 1. 20 SG nacl until clean brine in return and NTU readings below 200.
01:45 - 02:15: Emptied and cleaned trip tank. Filled trip tank with clean 1. 20 SG brine.
02:15 - 02:45: Flow checked well on trip tank. Gained 0. 1 m3 the first 15 minutes due to thermal expansion, then the well was static.
02:45 - 03:45: Recorded parameters up weight 111 tons, down weight 94 tons, free rotation weight 103 tons, stretch 0. 18 m and free rotation torque 5-7 KNM. Bo kelly cock and air operated ball release sub.
03:45 - 05:00: Pulled out of hole with cleanout assembly from 1205 m to 817 m. Recorded parameters at 951 m hanger setting depth) up weight 105 tons, down weight 91 tons, free rotation weight 98 tons, stretch 0. 12 m and free rotation torque 4-5. 5 KNM.
05:00 - 05:45: Held pre job meeting. Laid out cleanout assembly
05:45 - 06:00: Pulled out of hole from 817 m to 743 m.
06:00 - 07:30: Pulled out of hole from 743 m to 266 m.
07:30 - 07:45: Pulled out of hole and laid out cleanout assembly and from 266 m to 247 m.
07:45 - 08:15: Pulled out of hole from 247 m to surface. Bo and LD mule shoe.
08:15 - 08:30: Cleaned and tidied rig floor.
08:30 - 08:45: Held pre job meeting prior to rig up screen handling equipment.
08:45 - 10:45: Rigged up screen handling equipment.
10:45 - 11:00: Held pre job meeting prior to run 6 5/8" sand screen.
11:00 - 15:00: Picked up, made up and ran in hole with 6 5/8" screens to 199 m.
15:00 - 16:00: Made up XO and ran in hole with blank 6 5/8" liner from 199 m to 247 m.
16:00 - 16:15: Held pre job meeting prior to pick up liner hanger. Changed handling equipment.
16:15 - 17:30: Picked up made up and ran in hole with liner hanger assembly to 263 m. Filled PBR with drill water.
17:30 - 18:30: Rigged down casing tong and installed hydraulic power slips.
18:30 - 21:15: Ran in hole with 6 5/8" liner screens on 5 ½" DP from 263 m to 1204. 5 m. Tagged bottom with 5 tons.
21:15 - 22:00: Positioned string at 1201 m. Dropped 1 3/4" liner hanger setting ball and chased ball with 450 LPM, 8 bar. Pressure increased to 150 bar when ball landed in ball seat. Observed shear at 150 bars. Attempted to increase pressure to 165 bars, but pressure stabilized at 150 bars when pumping with 440 LPM.
22:00 - 22:15: Set down 30 tons to verify hanger set-ok.
22:15 - 22:45: Adjusted down weight on hanger to 10 tons. Released running tool with 8 right hand turns. Attempted to pick up 1 meter but took full string weight. Pressured up to 165 bar and held pressure for 2 minutes. Set down 30 ton on hanger. Adjusted down weight on hanger to 10 tons. Bleed down pressure on string from 165 bars to 9 bars. Released running tool with 8 right hand turns. Pulled 1 m up and confirmed running tool free. Pressured up to shear out ball seat, ball seat sheared out at 255 bars.
22:45 - 23:00: Picked up 3. 8 m to extend packer actuator dogs above the PBR. Sat down 30 ton on PBR to set liner hanger packer, observed booth 2 shears. Pulled running tool out of PBR.
23:00 - 00:00: Prepared pit space and started mixing of 1. 03 SG nacl brine. Not done earlier due to pit capacity.

24-hour summary: Pulled out of hole with cleanout assembly from 743 m to surface. Rigged up liner handling equipment. Ran 6 5/8" screens and liner to 263 m. Ran in hole with liner on 5 ½" DP from 263 m to 1201 m. Set liner hanger and liner hanger packer. Pulled liner running tool out of PBR. Prepared 1. 03 SG brine in pits. Displaced 9 5/8" and 13 3/8" casing to 1. 03 SG nacl brine. Pulled out of hole with liner running tool from 935 m to surface. Bo and LD liner hanger running tool.