bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 03:00: Continue waiting on npd approval to move the rig.
03:00 - 06:00: Pulled and bolstered anchors no. 3 and 7. Begin pulling anchor no. 6
06:00 - 14:00: Pulled and bolstered anchor no 6.
14:00 - 00:00: Waited on npd approval to move rig. Worked on outstanding items on punch list.

24-hour summary: None
Hourly activities:
00:00 - 06:00: Continued waiting on approval to move rig. Worked on outstanding items on punch list. M/u framo umbilical to CTS for function test.
06:00 - 13:00: Waiting on approval to move rig. Worked on outstanding items on punch list. Function tested framo CTS.
13:00 - 14:00: Pulled and bolstered anchor no 2.
14:00 - 00:00: Rig on move to location 15/9-c

24-hour summary: None
Hourly activities:
00:00 - 06:00: Rig on move.
06:00 - 00:00: Rig on move to location 15/9-c

24-hour summary: None
Hourly activities:
00:00 - 06:00: Rig on move to location 15/9-c
06:00 - 00:00: Rig on move to location 15/9-c

24-hour summary: None
Hourly activities:
00:00 - 03:00: Rig on move to location 15/9-c
03:00 - 04:00: Dropped anchor no 7, on bottom 03 00 hrs. Checked anchor holding 50 ton, OK.
04:00 - 04:30: Unloaded nordmann borg.
04:30 - 06:00: Moved rig to template,prepared to run ROV.
06:00 - 08:00: Jumped ROV. Inspected template and installed honeywell transponder in a1. Unable to disconnect transponder due to light failure on ROV. Pull ROV and transponder.
08:00 - 14:30: Anchor on BTM length boat anchor on BTM length boat no. 2 09 15 1012m mearsk support no. 3 09 22 1312m normand borg no. 1 10 30 1129m normand borg no. 6 11 06 1098m solfonn no. 5 13 02 1220m solfonn no. 4 14 15 1242m solfonn
14:30 - 17:30: Jumped ROV and inspected template. Pos. Rig and installed honywell transponder in pile sleeve a1. Retrived simrad HPR transponder in c1. Lost transponder on way out. Located transponder w/rov on sea bed 10-15m from s3 on template.
17:30 - 20:00: Set out anchor no. 8 w/normand borg. On BTM. At 20 05 hrs. Length 1059m
20:00 - 00:00: Deballasted rig to operation draft.

24-hour summary: None
Hourly activities:
00:00 - 01:00: Continue deballasted rig.
01:00 - 03:00: Attemted to set out CTS anchor. Wire from rig to normand borg was acro ss emergency towing line.
03:00 - 04:00: Rearranged wire from rig to normand borg.
04:00 - 05:30: Pulled CTS anchor over to normand borg. Rearranged CTS anchor.
05:30 - 06:00: Posistioned normand borg and dropped CTS anchor 120m/110 deg. From template.
06:00 - 07:00: Inspected CTS anchor with ROV. Released ROV hook. Pulled hook to normand borg.
07:00 - 08:00: Jumped sea owl,retrieved same due to electrical failure.
08:00 - 12:30: Pulltested anchors to 160 ton,ok. Jumped sea owl. Positioned rig over template.
12:30 - 14:00: Prepared guide line no. 4 to open hatch,while performed template survey w/rov.
14:00 - 18:00: Opened latch on hatch s3. Established wire to open hatch. Opened hatch s3. Inspected hinges,released wire. Stabbed and installed guide wire no. 4. Pulltested same to 2 ton,ok.
18:00 - 19:00: Installed guide wire no. 1 and pulltested same with 2 ton,ok.
19:00 - 20:00: Moved rig 12m in dir. 110 deg. Operation interrupted due to problems on guide line no. 4.
20:00 - 22:00: Installed guide wire no. 2 and no. 3 pulltested same to 2 ton. Moved rig 25m from template in dir. 110 deg.
22:00 - 00:00: P/u 5" HWDP

24-hour summary: Inspected CTS anchor with the ROV and released same. Pulltested anchors to 160 tons and positioned rig over s3. Opened hatch s3. Innstalled guidewire and prepared for running CTS.
Hourly activities:
00:00 - 05:30: Cont. P/u 5" HWDP and racked same back in derrick. M/u 26" bit for running CTS.
05:30 - 06:00: Pick up 9 1/2" drill collars.
06:00 - 07:30: Made up spud assembly.
07:30 - 08:00: Drifted CTS to 34" using 34"/36" holeopener.
08:00 - 10:00: Break connection bwetween front drill and hole opener. Treads damage. Laid down both.
10:00 - 11:30: Made up 1 stand 9 1/2" DC and racked back in derrick.
11:30 - 12:00: Stabbed into CTS pump unit with 26" bit. Closed ram and performed pick up test.
12:00 - 16:00: Prepered CTS pump and hose for running.
16:00 - 17:30: Picked up and ran CTS pump and hose.
17:30 - 18:30: Hooked up cooling to CTS from rig system.
18:30 - 19:30: Ran CTS to 78m.
19:30 - 20:00: Wire connected to middle point of CTS hose to short. Clamped on new wire.
20:00 - 20:30: Ran CTS.
20:30 - 21:00: Checked wire/hoses with ROV.
21:00 - 22:30: Positioned rig over well. Checked wire/hoses with ROV.
22:30 - 00:00: Ran CTS. Checked wire/hoses with ROV.

24-hour summary: None
Hourly activities:
00:00 - 02:00: Ran CTS. Had problems stabbing into pgb and used scorpion to help stabbing. Stabbed in with CTS 01 40 hrs.
02:00 - 03:00: Took weight when CTS was 1. 20m above pgb. Checked CTS hose, hydraulic hose, OK. Slacked off CTS weight tons). CTS still at the same place.
03:00 - 04:00: Started CTS pump. MAX. Rate approx. 7000 l/min. With 160 bar pressure, while observing outlet CTS hose with ROV.
04:00 - 04:30: Set bit on bottom at 108,5m. Jetted from 108,5m to 110m. MAX rate 1650 l/min. CTS pump landed on pgb.
04:30 - 05:00: Opened ram on CTS. Pulled 26" bit above template.
05:00 - 05:30: Moved rig 25m, direction 110 deg.
05:30 - 06:00: Pulled out of hole with CTS landing string.
06:00 - 07:00: Pulled out of hole with CTS landing string. Laid down bit and subs.
07:00 - 14:00: Made up and racked back 10 stands 5" DP.
14:00 - 18:30: Picked up bottom hole assembly no. 1. Set memory on MWD and functioned same, OK.
18:30 - 20:00: Made up jar, 2 x 8" DC, crossed over to HWDP and ran in to 91m.
20:00 - 21:00: Moved rig to 15m off location.
21:00 - 21:30: Installed and ran guide frame. Found wire for CTS hose twisted. Untwisted same.
21:30 - 22:00: Moved rig in position over template.
22:00 - 22:30: Untwisted wire for CTS hose.
22:30 - 23:00: Held shallow gas meeting with the crew.
23:00 - 23:30: Stab into CTS pump at 2315 hrs. RIH to 107m. Pulled guide frame to surface.
23:30 - 00:00: Closed ram on CTS pump and took survey with MWD tool. Inspected CTS hose.

24-hour summary: out with CTS landing string. up 9 7/8" BHA. rig over well. 9 7/8" pilothole from 109 m to 134 m. to CTS pump due to MWD depth failure. drilled 9 7/8" pilothole from 134 m to 180 m.
Hourly activities:
00:00 - 00:30: Positioned rig. Took survey on bottom 0,3 deg.
00:30 - 01:00: Inspected CTS hose with ROV and straighted same.
01:00 - 02:30: Drilled 9 7/8" pilothole from 109 m to 134 m.
02:30 - 03:00: Sweeped hole with 5 m3 hi-vis mud. POOH to CTS pump, due to failure on depth sensor to MWD.
03:00 - 06:00: RIH to 134 m. Drilled 9 7/8" pilothole from 134 m to 180 m. Pumped 5 m3 hi-vis mud on every stand.
06:00 - 06:30: Drilled 9 7/8" pilothole from 180 m to 195 m.
06:30 - 07:00: Held shallow gas meeting with crew.
07:00 - 00:00: Drilled 9 7/8" pilothole from 195 m to 547 m. Pumped 5 m3 hi-vis pill on every connection.

24-hour summary: 9 7/8" pilothole from 180 m to 547 m. 10 m3 hi-vis pill followed by 10 m3 SW and 10 m3 1,25 SG hi-vis mud. above template. rig 35 m off template. with 9 7/8" BHA.
Hourly activities:
00:00 - 01:00: Pumped 10 m3 hi-vis pill followed by 10 m3 seawater and 10 m3 1,25 SG hi-vis mud.
01:00 - 03:00: POOH to 15 m above template. Pumped 0,7 m3 1,25 SG hi-vis mud on every stand when pulling out.
03:00 - 04:00: Pulled rig 35 m direction 110 deg.
04:00 - 06:00: POOH. L/d 8" MWD.
06:00 - 10:30: M/u 12 1/4" bit,34"/36" holeopener, rearranged BHA and RIH to 92 m.
10:30 - 12:00: Positioned rig over template
12:00 - 15:30: Stabbed into CTS pump,closed CTS ram to center string. Opened up 9 7/8" pilot hole to 36" from 109 m to 128 m.
15:30 - 16:00: Repaired speed control on draw work.
16:00 - 17:30: Opened up 9 7/8" pilothole to 36" from 128 m to 147 m.
17:30 - 19:00: Investigated failure on draw work speed control system.
19:00 - 20:30: Opened 9 7/8" pilothole to 36" from 147 m to 170 m. 1/4" bit at 172 m)
20:30 - 21:00: Displaced hole with 40 m3 hi-vis mud.
21:00 - 22:00: Dropped single shot survey, pulled string to 118 m, retrieved survey with slick line. RIH to 170 m.
22:00 - 23:00: Displaced hole with 90 m3 1,25 SG hi-vis mud.
23:00 - 00:00: POOH to 118 m, closed CTS ram,pulled CTS pump on 34"/36" holeopener to above template.

24-hour summary: None
Hourly activities:
00:00 - 01:00: Pulled rig 25 m direction 110 deg.
01:00 - 03:00: POOH with BHA and CTS pump. Out off water 03 00 hrs.
03:00 - 04:30: Secured CTS pump on trolley,opened CTS ram,pulled 34"/36" holeopener racked same in derrick.
04:30 - 06:00: Prepared for running 30" casing, picked up shoe and checked same.
06:00 - 12:30: Ran 30" casing to 91 m.
12:30 - 13:00: Positioned rig over template.
13:00 - 15:00: Stabbed 30" into pgb, landed 30" casing. Shoe at 166 m. Checked lockring engaged with 22 ton overpull, OK.
15:00 - 16:30: Hooked up cement hose. Pressure tested surface lines to 100 bar,ok. Circulated 19 m3 with seawater. Started to mix and pump cement.
16:30 - 18:00: Lost mixwater into sea through triptank, found one valve open. Circulated out cement, made new lead mixwater in pit.
18:00 - 20:00: Mixed and pumped 17,2 m3 1,56 SG lead slurry, followed by 15 m3 1,9 SG tail slurry, displaced same with 4,6 m3 seawater. Flowchecked-ok.
20:00 - 20:30: B/u 30" running tool tested SCR'S while cleaned pipe. Pull stinger above template.
20:30 - 21:00: Pulled rig 25 m direction 110 deg.
21:00 - 22:00: POOH, l/d 30" running tool.
22:00 - 00:00: Disconnected CTS extension pipe for 36" hole.

24-hour summary: None
Hourly activities:
00:00 - 02:00: M/u CTS extension for drilling 26" hole.
02:00 - 05:00: M/u 18 3/4" housing joint, racked same in derrick.
05:00 - 06:00: M/u 26" BHA.
06:00 - 10:30: M/u 26" BHA, tested MWD OK. Closed CTS ram on 26" holeopener. RIH with CTS pump/26" holeopener to 44 m.
10:30 - 12:30: Sorted out loop on CTS hose.
12:30 - 13:00: RIH with CTS pump/26" holeopener to 72 m.
13:00 - 13:30: Positioned rig over template.
13:30 - 14:30: Landed CTS pump on 30" housing,continued RIH with 12 1/4" bit/26" ho. Tagged cement at 162 m.
14:30 - 15:30: Sorted out loop on CTS hose.
15:30 - 19:00: Drilled cement from 162 m,30" shoe at 166 m and cement to 170 m. 1/4" bit at 172 m)
19:00 - 00:00: Opened 9 7/8" pilothole to 26" hole from 170 m to 230 m. Pumped 5 m3 hi-vis pill every 15 m drilled.

24-hour summary: in with CTS pump on 26" holeopener. out loop on CTS hose. rig over template. CTS pump on 30" housing,cont RIH tagged cement at 162 m. cement,30" shoe at 166 m and cement to 170 m. 9 7/8" pilothole to 26" from 170 m to
Hourly activities:
00:00 - 06:00: Opened 9 7/8" pilothole to 26" from 230 m to 311 m. Pumped 5 m3 hi-vis pill on every 15 m drilled.
06:00 - 21:00: Opened 9 7/8" pilothole to 26" hole from 311 m to 545 m. 1/4" bit at 547 m) pumped 5 m3 hi-vis pill on every 15 m drilled.
21:00 - 22:00: Pumped 10 m3 hi-vis pill,followed by 60 m3 of seawater. Displaced hole with 110 m3 hi-vis pill.
22:00 - 00:00: POOH to 30" casing shoe. MAX overpull 20 ton at 420 m. RIH to 545 m. Worked tight spot at 420 m,ok.

24-hour summary: 9 7/8" pilothole to 26" from 311 m to 545 m. 10 m3 hi-vis pill,60 m3 seawater and 110 m3 hi-vis mud. to 30" casing shoe. bottoms up with seawater,followed by hi-vis mud and 120 m3 1,25 SG hi-vis mud. to 122 m,closed CTS ram,pulled CTS pump above template- rig 25 m. with CTS pump/26" holeopener.
Hourly activities:
00:00 - 01:30: Pumped 200 m3 of seawater followed by 45 m3 hi-vis pill. Displaced hole with 120 m3 1,25 SG hi-vis mud.
01:30 - 03:30: POOH to 122 m,closed CTS ram,pulled CTS pump/26" holeopener above template.
03:30 - 04:30: Moved rig 25 m direction 110 deg.
04:30 - 06:00: POOH with CTS pump/26" holeopener. Secured CTS pump on trolley.
06:00 - 07:00: Secured CTS pump,opened CTS ram,racked 26" holeopener back in derrick.
07:00 - 12:00: Prepared and ran 20" casing to 84 m. Locked first 3 joints. M/u cement head on DP,RACKED same in derrick.
12:00 - 12:30: Positioned rig over template.
12:30 - 13:00: Guide wire no. 3 hooked on 20" casing,sorted same out,ok.
13:00 - 18:00: Ran 20" casing,latched on 30" housing,20" shoe at 531 m. Took 18 ton overpull,ok.
18:00 - 19:00: Hooked up surface lines, pumped 95 m3 seawater. MAX 2000 l/min. Pressure tested surface lines to 100 bar,ok.
19:00 - 00:00: Mixed and pumped 101 m3 1,56 SG lead slurry,followed by 15 m3 1. 9 SG tail slurry. Released dart cement w/74,1 m3 1,25 SG mud. Sheared wiperplug w/345 bar. Bumped plug and pressure tested 20" casing to 70 bar.

24-hour summary: None
Hourly activities:
00:00 - 00:30: Released 20" running tool by 3 right hand turns. Pulled running tool above template.
00:30 - 01:00: Moved rig 25 m direction 110 deg.
01:00 - 02:30: L/d cement head,pooh l/d 20" running tool.
02:30 - 04:00: M/u corrosion cap,rih to 82 m. Installed modified guide frame.
04:00 - 05:00: Washed wellhead,using scorpion. Performed survey on wellhead,ok.
05:00 - 05:30: Positioned rig over template.
05:30 - 06:00: Landed corrotion cap.
06:00 - 07:30: Mixed and pumped inhibitor. Observed with ROV,OK. Sheared pins on corrotion cap running tool with 5 ton overpull. POOH to 81 m.
07:30 - 12:00: Released and pulled 3 guide line anchors.
12:00 - 14:00: Hooked guideline anhcor no. 3 to hatch no. 3. Closed and locked same. off report,cont. On report no. 1 on well 15/9-c 2h)

24-hour summary: None
Hourly activities:
18:00 - 18:30: Moved rig 30m forward
18:30 - 23:00: Released BOP from carrier. Lifted BOP off test stump. Installed VX on stump. Set BOP back on test stump and welded BOP to carrier. Removed riser and moved carrier back for BOP testing.
23:00 - 00:00: Opened hatch cover on slot no. 3.

24-hour summary: Opened hatch cover. Ran guide wires. Pulled corrosion cap.
Hourly activities:
00:00 - 03:30: Installed guide wires.
03:30 - 04:30: Moved rig over well. Pull tested guide lines to 2,5 tons.
04:30 - 06:00: RIH with corrosion cap r/r tool. Ran guide frame. Retrieved corrosion cap with 15 tons overpull. POOH with cap and r/r tool.
06:00 - 07:00: LD corrosion cap and r/r tool.
07:00 - 16:00: Pressure tested uap to 27/345 bar, 5/15 mins. Pressure tested lap and pipe rams to 27/690 bar, 5/15 mins.
16:00 - 16:30: Moved rig 30 m off well.
16:30 - 18:00: Found shear ram leaking. Brought carrier up in high position. Prepared for working on shear ram.
18:00 - 19:00: Secured BOP.
19:00 - 22:30: Function tested BOP.
22:30 - 00:00: Worked on shear ram.

24-hour summary: Tested BOP. Shear ram leaking. Changing seal.
Hourly activities:
00:00 - 00:30: Cont. Working on shear ram. Found t-seal to be damaged.
00:30 - 02:00: LD riser and running tool
02:00 - 03:30: Changed saver sub in TDS to 6 5/8" FH.
03:30 - 06:00: RU for and carried out torque measurements for calibration purposes.
06:00 - 07:00: Cont. Repairing shear ram.
07:00 - 00:00: W. O. W. To run BOP/RISER

24-hour summary: Repaired leaking shear ram. Waited on weather to run BOP/RISER.
Hourly activities:
00:00 - 06:00: Cont w. O. W.
06:00 - 16:30: Cont. Wow to run BOP/RISER. While wow, rearranged 9 1/2" DC and 8" DC in derrick and PU/MU 17 1/2" BHA and racked same in derrick.
16:30 - 23:00: RD drillpipe equipment. RU to run BOP. Moved BOP/CARRIER in place. PU 2 ea 50 ft riser joints and MU to BOP. Deballasted rig, cut BOP loose from carrier and ballasted rig. Installed guide wires. Lifted BOP off carrier, moved carrier away and ran BOP through splash zone. RU to test k/c lines. Tested to 30 bar/5 mins.
23:00 - 00:00: Attempted pressure testing k/c lines to 345 bar, NEG. Test plug leaking.

24-hour summary: Wow, MU BHA ran BOP
Hourly activities:
00:00 - 00:30: Tested k/c lines to 345 bar/10 mins.
00:30 - 06:00: Cont. Running BOP/RISER. Pressure tested k/c lines to 30/345 bar, 5/10 mins. MU slip joint and handling joint. MU goose neck from kill line to riser. De-ballasted rig 2m.
06:00 - 10:00: Cont. Installation of kill/choke lines, riser tensioners and saddle for pod hoses. Pressure tested kill/choke lines to 35/345 bar, 5/10 minutes.
10:00 - 11:00: Positioned rig over well
11:00 - 12:00: Ballasted rig to drilling draft
12:00 - 17:00: Landed BOP. Overpull tested with 25 tons. Closed shear ram with acoustic system and pressure tested 20" casing and shear ram to 75 bar/15 minutes. Laid down landing joint. Installed diverter. Rigged down riser handling equipment.
17:00 - 21:00: Rigged up pipe handling equipment. Made up spring loaded tool and ran in hole. Pressure tested wellhead connector to 20/345 bar, 5/10 minutes. Pulled tool.
21:00 - 22:30: Made up spring loaded tool to 18 3/4" nominal bore protector and ran in hole. Function tested BOP on blue pod from drillers panel. Retrieved spring loaded tool.
22:30 - 00:00: Installed spider and diverter running tool. Picked up diverter and changed out o-rings on connection between the diverter and the slip- joint inner barrel. Re-installed diverter, OK.

24-hour summary: None
Hourly activities:
00:00 - 05:00: Made up bottomhole assembly number 4 and ran in hole to 506 meters. Tested mud motor and MWD on way in.
05:00 - 05:30: Held kick drill
05:30 - 06:00: Cont. Running in to drill float/cement/shoe
06:00 - 08:00: Tagged at 517m. Drilled plugs and float from 517 to 519 m and cement from 519 to 525 m.
08:00 - 09:00: Attempted to test acoustic control system, NEG. Trouble shooting. Re-tested OK.
09:00 - 10:00: Cont. Drilling cement from 525 to 531 m.
10:00 - 10:30: Positioned rig
10:30 - 12:00: Drilled shoe at 531m. Cleaned out rat hole to 547m. Pumped 35 m3 bentonite mud.
12:00 - 13:30: Displaced well to 1,20 SG KCL mud. Drilled 5m new formation from 547m to 552m while displacing.
13:30 - 15:00: Pulled back to casing shoe. Circulated until even mudweight around and flushed kill/choke lines. Performed leak-off test to 1,62 SG EMW.
15:00 - 17:30: Repaired upper racking arm welded on anti-turn pads for swing motor.
17:30 - 00:00: Drilled/surveyed 17 1/2" from 552 to 633m steered from 562 to 619m and from 625 to 633m.

24-hour summary: Drilled float/shoe etc. Displaced to 1,20 SG KCL mud, drilled 5m new formation. Took lot to 1,62 SG EMW drilled 17 1/2" hole to 762m
Hourly activities:
00:00 - 06:00: Cont. Drilling/surveying 17 1/2" hole to 762m. Steered from 633 to 650m, 663m to 684m, 692m to 711m and 721m to 745m.
06:00 - 08:00: Drilled/surveyed 17 1/2" hole from 762 to 780m. Steered from 762 to 772m
08:00 - 09:00: Attempted to dump shakerbox, no-go. Unplugged dump line and cleaned out shakerbox.
09:00 - 10:00: Reamed from 720 to 750m to reduce dog leg.
10:00 - 10:30: Changed shaker screens and cleaned out shaker box.
10:30 - 11:00: Cont. Reaming dog leg from 750 to 780m.
11:00 - 00:00: Drilled/surveyed 17 1/2" hole from 780 to 1037m steered 780-795m, 809-824m, 839-854m, 868-885m, 897-916m, 928-946m, 958-976m, 987-1006m and 1016-1035m.

24-hour summary: Drilled/surveyed 17 1/2" hole to 1117m.
Hourly activities:
00:00 - 00:30: Cont. Rotation drilling and surveying to 1044m.
00:30 - 02:00: Pulled back to 986m. Reamed dog leg to 1044m.
02:00 - 04:30: Cont. Drilling/surveying to 1105m steered from 1051-1068m and 1077- 1094m.
04:30 - 05:00: Pulled back to 1044m. Reamed dog leg to 1105m.
05:00 - 06:00: Cont. Drilling/surveying to 1117m steered 1109-1117
06:00 - 00:00: Drilled/surveyed 17 1/2" hole from 1117m to 1395m steered from 1117 to 1123m, 1132-1147m, 1162-1175m, 1191-1203m and 1221-1233m.

24-hour summary: Drilled/surveyed 17 1/2" hole to 1450m, original CSG shoe setting depth was in sand.
Hourly activities:
00:00 - 06:00: Cont. Drilling/surveying 17 1/2" hole to 1450m steered from 1415 to 1425m and 1447-1452m.
06:00 - 09:30: Cont. Drilling/surveying 17 1/2" hole to section TD at 1490m steered from 1450 to 1452m and 1485 to 1490m.
09:30 - 10:30: Circulated
10:30 - 18:30: Back-reamed from 1490m to 533m.
18:30 - 20:00: Circulated hole clean
20:00 - 23:00: Pulled out of hole. Broke bit, racked back bottomhole assembly. Changed saver sub on way out.
23:00 - 00:00: Made up pre-loaded cement head.

24-hour summary: Drilled 17 1/2" hole to 1490m. Backreamed OOH. Retrieved wear bushing, washed wellhead.
Hourly activities:
00:00 - 00:30: Continued making up cement head. Racked back head in derrick.
00:30 - 03:30: Made up wiper plugs, casing hanger and seal assembly to single trip tool. Racked assembly in derrick.
03:30 - 04:30: Made up jet sub. Ran in hole and washed wellhead.
04:30 - 06:00: Made up spring loaded tool. Ran in hole and retrieved 18 3/4" nominal bore protector with 3 tons overpull. Laid down bore protector and tool. Flushed kill and choke lines. Washed wellhead on way out.
06:00 - 08:00: Washed wellhead, BOP and riser. Laid down jet sub.
08:00 - 09:30: Removed stuck drift from plug launcher in casing hanger joint.
09:30 - 11:30: Installed casing stabbing board. Rigged up to run casing.
11:30 - 12:30: Made up tam packer and 5" pup to TDS.
12:30 - 20:30: Ran shoe joint, 1 casing joint and float joint after having checked floats. Thread locked shoe joint and float joint to intermediate joint. Ran 13 3/8" casing to 517m. Filled casing with 1,20 SG when running in hole.
20:30 - 21:30: Circulated bottom up and clean hole.
21:30 - 22:00: Changed to 500 ton elevator and spider.
22:00 - 00:00: Continued running 13 3/8" casing to 739m.

24-hour summary: Washed wellhead and retrieved wear bushing. Prepared for running casing. Ran 13 3/8" casing to 1275m.
Hourly activities:
00:00 - 06:00: Continued running 13 3/8" casing to 1275m.
06:00 - 07:30: Ran 13 3/8" casing to 1376 m.
07:30 - 09:00: Make up 13 3/8" casing hanger. Ran 13 3/8" casing on 5" HWDP. Landed same. Took measurements.
09:00 - 11:00: Circulated bottoms up. Pumped 25 m3 1,2 SG bentonite mud. Pressure tested surface line to 345 bar.
11:00 - 14:30: Pumped 12 m3 1,4 SG spacer. Mixed and pumped 71,8 m3 1,56 SG lead slurry,followed by 20,1 m3 1,9 SG tail slurry. Dropped dart and displaced cement with 1,5 m3 1,4 SG spacer.
14:30 - 16:30: Displaced cement with 102,6 m3 1,2 SG mud using rig pump. Got cement contaminated mud in return over shaker. Did not bump plug.
16:30 - 17:30: Flushed k/c line and riser. Dumped cement contaminated mud. Attempted to set seal assy, negative. Released seal assy and POOH with same.
17:30 - 20:00: M/u mill and flush tool. RIH and washed seal area. Got CMT contaminated mud in return. POOH, l/d mill and flush tool.
20:00 - 22:00: M/u and RIH w/seal assy. Set and pressure test same to 140 bar. Retorqued seal assy and pressure tested to 220 bar. POOH and l/d r/t.
22:00 - 23:30: M/u jet sub. RIH to below wellhead. Washed wellhead/bop and riser.
23:30 - 00:00: Changed bails.

24-hour summary: 13 3/8" casing to 1482 m. 13 3/8" casing. Got cement in return. kill/choke line/riser. to set seal assy. NEG. w/mill/flush tool, washed seal area. w/jet sub, washed wellhead, BOP, riser. w/13 3/8" wear bushing. BOP.
Hourly activities:
00:00 - 01:00: R/d casing stabbing board. Broke plug launcher from single trip tool.
01:00 - 02:00: Made up wear bushing to spring loaded tool. RIH and set 13 3/8" wearbushing.
02:00 - 06:00: Pressure tested BOP 20/220 bar on yellow pod, function test BOP on blue pod. Function tested acoustic system.
06:00 - 06:30: Pulled out of hole with wear bushing running tool,jet sub and laid down same.
06:30 - 08:00: Pressure tested lower/upper kelly cock, kelly hose on topdrive to 20/220 bar,ok.
08:00 - 09:00: Laid down 13 3/8" tam packer and cement head.
09:00 - 12:30: Laid down 17 1/2" bottom hole assembly.
12:30 - 13:30: Rigged up atlas wire line.
13:30 - 19:30: Ran gyro on atlas wireline. Gyro stopped at 1407 m. Check logged out of hole. Laid down gyro.
19:30 - 00:00: Ran CBL. CBL log stopped at 1407 m. Logged CBL.

24-hour summary: with wear bushing tool. tested top drive to 20/220 bar. down tam packer,cement head and 17 1/2" bottom hole assembly. gyro down to 1400 m. CBL from 1405 m. up 12 1/4" bottom hole assembly.