Hourly activities:
00:00 - 01:15: Broke out and laid out cleaning assembly 7" razor back well sweep magnets. Laid out cleaning assembly 6" PDC bit and pup. Small/moderate amounts of swarf recovered on magnets.
01:15 - 01:45: Held toolbox talk for pulling bowl protector. Cleared and tidied drillfloor.
01:45 - 02:15: RIH with bowl protector pulling tool and jet sub on 5 1/2" stand. Engaged tool at 20,1 m MD according to vetco instructions. Picked up 0,3 m and circulated to clean wellhead. Flow 3500 LPM SPP 65 bar. Pumped a total of 10 m3 packer fluid. POOH with bowl protector running tool no bowl protector recovered.
02:15 - 03:00: Ran back in with bowl protector pulling tool and jet sub on 5 1/2" stand. Broke off TDS. Landed pulling tool at 20,1 m MD. Engaged pulling tool using chain tongs. Made up TDS. Picked up 0,3 m and circulated clean wellhead while picking up slowly. Flow 3500 LPM SPP 65 bar. Pumped a total of 10 m3 packer fluid. POOH with bowl protector running tool. Broke of bowl protector. Broke out and laid down bowl protector pulling tool.
03:00 - 03:15: Made up 5 1/2" FH x 7" VT swadge to stand of 5 1/2" DP and racked back in derrick.
03:15 - 03:45: Made up 5 1/2" FH x 7" VT swadge to FOSV'S with side entry sub of landing stand). Made up top of landing stand to 5 1/2" singel and hung off in aft PRS.
03:45 - 04:00: Held toolbox talk for rigging up tubing running equipment.
04:00 - 06:00: Parked IR. Installed and hooked up odfjell tubing running tong.
06:00 - 08:00: Made up tubing hanger landing string comprising of 1 x 12 m 7" tubing, 1 x 6 m 7" tubing, 1 x 1 m 7" tubing, THRT, swadge with FOSV'S and side entry. Used single joint elevator to pick up tubing. Observed damage on pin end of 7" tubing joint in landing string. Observed damage on rig floor tugger wire.
08:00 - 09:15: Checked rig floor tugger for damaged and respooled same.
09:15 - 10:00: Laid out damaged tubing joint in landing string. Picked up and made up new 7" tubing joint
10:00 - 12:00: Made up THRT and racked back th landing string in derrick. Continued rigging tubing running equipment.
12:00 - 12:30: Cleared and tidied drillfloor prior to bringing in control line reels.
12:30 - 12:45: Held toolbox talk with rig and completion crews.
12:45 - 14:45: Spotted WD and bot control line reels on STB FWD setback. Suspened control line sheave in FWD PRS using PRS lifting tool. Dressed BX elevator with 7" inserts. Dressed slips and dogcollars.
14:45 - 15:15: Held toolbox talk with rig and completion crews.
15:15 - 18:30: Picked up of and hung off assy#1 ratcheting muleshoe stinger. Picked up and made up assy#2 9 5/8" granite packer. Picked up and made up assy#3- 20" completion PBR. Made up and ran 3 x 7" tubing joint.
18:30 - 19:00: Picked up and made up assy#4 DHPG/CIV. Made up joint on top of completion assy#4 to ease termination of controlines.
19:00 - 19:15: Held toolbox talk prior to terminating DHPG/CIV completion assemblies.
19:15 - 22:00: Stripped and splitted control line. Terminated DHPG cable according to WD procedure. Tested conductivity OK. Tested cable fitting to 10. 000 psi through test port OK.
22:00 - 00:00: RIH with tubing to place in working height for terminatining CIV control line. Stripped and bevelled control line. Installed CIV in carrier. Tested control line termination fitting to 10. 000 psi through test port OK. Tried to obtain 50 bar on control line, hydraulic pump not suited for supplying low pressure when pressuring up). Pressure up several time to obtain stable pressue. Hard to determine if there was a leakage on fitting closest to the carrier.

24-hour summary: Made up th landing string. Rigged up for running tubing. Spotted control line reels. Made up and ran completion assemblies. Terminated DHPG and chemical injection valve. Ran 7" tubing to 240 m MD.