Hourly activities:
00:00 - 00:30: Recorded MWD ontrack inclination survey data while pulling back from 281 m to 250 m. Inclination survey survey station inclination 261 0. 90 251 0. 67 231 0. 58
00:30 - 02:00: Racked back 5 1/2" DP stand. Inspected top drive and travelling block. Meanwhile held dop meeting.
02:00 - 04:30: B/o and l/d 5 1/2" DP single. R/u and ran wireline gyro. Orientated tool face and POOH recording wireline gyro surveys. R/d wireline lower sheave. Re-calculated projected well path. Wireline gyro inclination survey survey station inclination azi 239 0. 49 217. 49 228 0. 48 202. 49 218 0. 25 195. 59 208 0. 21 181. 56 202 0. 26 233. 95
04:30 - 05:30: Established drilling parameters. Orientated drilled 26" hole from bottom at 281 m to 292 m and recorded ontrack survey data. Unable to record gyrotrack survey data. Inclination survey survey station inclination 270 0. 85
05:30 - 06:00: R/u wireline lower sheave and ran wireline gyro.
06:00 - 06:30: Verified 26" mud motor toolface and recorded wireline single shoot survey. Re-calculated projected well path. Wireline gyro inclination survey survey station inclination azi 251. 3 0. 57 204. 82
06:30 - 07:00: Orientated drilled 26" hole from bottom at 292 m to 301 m and recorded ontrack survey data. Re-calculated projected well path. Inclination survey survey station inclination 289 0. 85
07:00 - 07:30: Orientated drilled 26" hole from bottom at 301 m to 306 m.
07:30 - 08:30: R/u wireline lower sheave, ran wireline gyro and recorded wireline single shoot survey. Re-calculated projected well path. Wireline gyro inclination survey survey station inclination azi 261. 3 0. 6 167. 13
08:30 - 09:00: Orientated drilled 26" hole from bottom at 306 m to 320 m and recorded ontrack survey data. Re-calculated projected well path. Inclination survey survey station inclination azi 300. 00 0. 53 135
09:00 - 10:30: Picked up off bottom at 320 m to 318 m. B/o 5 1/2" DP single and r/u wireline lower sheave. Ran wireline gyro and recorded wireline single shoot survey. Re-calculated projected well path. Wireline gyro inclination survey survey station inclination azi 278. 3 0. 56 198. 61
10:30 - 11:30: Orientated drilled 26" hole from bottom at 320 m to 332 m and recorded ontrack survey data. Re-calculated projected well path. Inclination survey survey station inclination azi 312. 37 0. 77 186
11:30 - 12:00: R/u wireline lower sheave, ran wireline gyro and recorded wireline single shoot survey. Re-calculated projected well path. Wireline gyro inclination survey survey station inclination azi 291. 7 0. 57 185
12:00 - 15:30: Evaluated survey data and projected well path and discussed same with town meanwhile r/u and ran down tugger from moon pool to tension deck to enable 5 1/2" DP drill string to be pulled securely against slot opening in tension deck to reduce string movement and attempt to take gyrotrack survey.
15:30 - 18:00: Tagged bottom at 332 m and recorded ontrack/gyrotrack survey data while securing 5 1/2" DP drill string in moon pool and at tension deck. Re-calculated projected well path. Inclination survey survey station inclination azi OTR/GRT OTR/GRT OTR/GRT 312. 00 10 0. 77 52 185. 07 99 312. 00 10 0. 77 70 182. 41 93 312. 21 22 0. 80 62 fail 68 312. 04 05 0. 77 70 fail 45
18:00 - 19:00: Orientated drilled 26" hole from bottom at 332 m to 347 m and recorded ontrack/gyrotrack survey data. Re-calculated projected well path. Inclination survey survey station inclination azi OTR/GRT OTR/GRT OTR/GRT 327. 21 22 0. 58 70 fail 06
19:00 - 20:00: R/u wireline lower sheave, ran wireline gyro and recorded wireline single shoot survey. Re-calculated projected well path. Discussed survey data and projected well path with town. Decision made to plug back 26" open hole from bottom at 347 m to 30" conductor shoe at 202 m, run alternative 26" BHA configuration mud motor assembly and kick off below 30" conductor shoe. Wireline gyro inclination survey survey station inclination azi 301. 7 0. 58 167 305. 5 0. 68 162
20:00 - 21:30: Circulated hole clean, 3500 LPM, 93 bar. Displaced well with 60 m3, 1. 35 SG spud mud, 4000 LPM, 115 bar. 3 hrs advance notice given to production to shut-in well f-14
21:30 - 23:00: POOH 26" BHA from bottom at 347 m inside 30" conductor at 202 m to 142 m.
23:00 - 00:00: Isolated rig floor equipment. R/d wireline equipment and inspected top drive and travelling block.

24-hour summary: Orientated drilled 26" hole from bottom at 281 m to 347 m and recorded ontrack/gyrotrack and wireline gyro survey data. Next 24 hours POOH, l/d and racked back BHA. RIH 5 1/2" DP cement stinger and plug back 26" oh from bottom at 347 m to 30" conductor shoe at 202 m.