bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 01:45: Circulated and conditioned mud w/ 3500 l/min, 278 250 bar. Rotated string with 90 RPM, 11-15 KNM. Circulated until even MW in/out.
01:45 - 02:00: Picked up and cycled mfctc tool into closed position.
02:00 - 03:00: Set the well commissioner. Lined up to pump down kill line. Closed BOP and pressure tested packer element with 70 bar. Unset well commissioner. Set mfctc tool into closed position and verified same.
03:00 - 04:00: Flushed standpipe. Displaced string to base oil, 500 l/min, FCP 127 bar. Static pressure 93 bar. Pumped 28,2 m3.
04:00 - 04:30: Monitored pressure and well on trip tank. Confirmed well stable with drillpipe pressure 92 bar.
04:30 - 06:30: Equalized pressure with the cement unit. Inflow tested well. Bled down in steps of 30 bar to 5 bar. Monitored pressure. Good test, 0,8 bar/ 30 min increase. Increased DP pressure back to 93 bar.
06:30 - 07:30: Unset well commisioner and allowed element to relax. Isolated cement unit and bled back on cement line.
07:30 - 08:30: Flushed remaining surface lines and c/k manifold. Cleaned slips and bell nipple.
08:30 - 08:45: Performed TBT prior to displacing well to completion brine.
08:45 - 09:45: Prepared pits for displacement, transfered OBM into holding tanks.
09:45 - 11:00: Pumped wash train and 67 m3 of completion brine liner volume 200 m excess), 1800 1900 l/min, 246 260 bar.
11:00 - 11:15: Set down string w/ 15 t on PBR, opened mfctc tool. Confirmed tool open w/ 500 l/min.
11:15 - 12:00: Displaced the well above tol to completion brine with 4000 l/min, 165 144 bar, 60 RPM, 11-22 NM.
12:00 - 12:30: Cycled mfctc tool to closed position, allowed element to relax.
12:30 - 13:45: Closed BOP lined up and pressure tested well to 345 bar/ 10 min. Pumped 2350 ltr, bled back same volume.
13:45 - 14:15: Flowchecked well for 30 min, well stable.
14:15 - 17:00: POOH w/ clean-up BHA on 5 1/2" DP from 4606 m to 3172 m. Avg. Tripping speed 521 m/hr. Restricted speed to 1,5 min/stand until assembly out of 7" liner.
17:00 - 19:00: POOH on 5 1/2" DP from 3172 m to 1472 m. Avg. Tripping speed 850 m/hr.
19:00 - 19:15: Removed auto slips and installed master bushing.
19:15 - 19:45: L/d clean-up assemblies and mfctc) and
19:45 - 20:00: Changed to 3 1/2" handling equipment.
20:00 - 20:15: L/d clean-up assembly drift, magnets, polish mill).
20:15 - 20:45: Installed roller assembly on HTS.
20:45 - 21:00: RIH 4 stands 3 1/2" DP from derrick from 1430 m to 1546 m.
21:00 - 00:00: L/d singles while POOH w/ clean-up assembly on 3 1/2" DP from 1546 m to 1001 m. Avg. Tripping speed 182 m/hr, 19 singles/hr.

24-hour summary: Circulated and conditioned mud. Inflow tested 7" liner and liner top. Pumped wash train and displaced well to 1,03 SG completion brine. Pressure tested well to 345 bar/ 10 min. POOH w/ clean-up BHA.
Hourly activities:
00:00 - 04:00: L/d singles while POOH w/ clean-up BHA on 3 1/2" DP from 1001 m to 15 m. Avg. Tripping speed 247 m/hr. 26 singles/hr.
04:00 - 04:15: L/d 7" liner clean-up assembly mill, scraper, magnets).
04:15 - 04:45: Changed handling equipment to 5 1/2".
04:45 - 05:00: M/u bowl protector retrieval tool.
05:00 - 05:15: RIH to 20,5 m, engaged bowl protector in multibowl surface WH. POOH and l/o bowl protector.
05:15 - 05:45: M/u jetting sub, RIH to 25 m. Jetted multibowl and tubing hanger setting area. POOH and l/d jet sub.
05:45 - 06:15: Cleaned and cleared rig floor.
06:15 - 16:30: Wow to r/u for running completion. Wind speed above crane limit. Meanwhile performed maintenance on PRS, TDS and blocks. Serviced drilling and rig floor equipment. Performed fluid end inspection on MP 2. Bot tested control line reel on main deck. Performed cleaning and housekeeping.
16:30 - 20:00: Bundled 3 1/2" DP and cleared port aft bay. Commenced laying out 7" tubing.
20:00 - 00:00: Prepared for running completion. Layed out 7" tubing and lifted tubing running equipment to drillfloor. R/u to run 7" completion, lifted SLB reel and equipment to rig floor.

24-hour summary: L/o clean-up assembly. Retrieved bowl protector and jetted tubing hanger setting area in multibowl. Wow, wind speed above crane limit. Prepared for running completion, layed out tubing and r/u running equipment.
Hourly activities:
00:00 - 03:30: Wow to lay out 7" tubing. Wind speed above crane limit 60 kts). Meanwhile r/u SLB reel on rigfloor.
03:30 - 07:00: R/u for running completion and layed out 7" tubing. R/u baker reel on rig floor, installed weatherford slips.
07:00 - 17:00: R/u for running completion and layed out 7" tubing. SLB prepared equipment on rig floor. Installed and function tested weatherford power tong and slips. Worked supply vessel in weather window and p/u remaining lifts, offloaded brine and backloaded slops. Released vessel.
17:00 - 17:15: Performed TBT prior to run completion.
17:15 - 18:00: Experienced platform shut-down. Restarted power supply for drilling systems.
18:00 - 20:30: Wow to p/u completion assembly and perforated pup). Wind speed above crane limit.
20:30 - 21:30: Lifted completion assembly on HTS. Attempted to p/u assembly. Experienced malfunction of weatherford elevator open/close function. Troubleshot w/o success. Changed out to maersk elevator.
21:30 - 22:00: P/u and RIH completion assembly M/u 7" tubing with installed EVO plug to same and RIH to 18,8 m.
22:00 - 23:00: P/u and m/u 7" tubing joint and completion assembly packer). RIH to 37 m.
23:00 - 00:00: RIH with 7" 29 ppf 13 crs-110 vamtop tubing from 37 m to 107 m. Average 6 joints/hr.

24-hour summary: Wow to lay out 7" tubing and r/u for running completion. R/u for running completion. P/u and m/u completion assemblies and RIH with 7" tubing to 107 m.
Hourly activities:
00:00 - 02:00: RIH with 7" 29# ppf 13 crs-110 vamtop tubing from 107 m to 237 m. Average 5,5 joints/hr.
02:00 - 05:00: P/u and m/u schlumberger DHPG assembly. Terminated cable and pressure tested gauge.
05:00 - 06:00: RIH with 7" 29 ppf 13 crs-110 vamtop tubing from 250 to 296 m. M/u cable clamp on every connection.
06:00 - 19:00: Continued RIH with 7" 29 ppf 13 crs-110 vamtop tubing from 296 to 1198 m. M/u cable clamp on every connection. Difficulties to install clamps due to squared cable and changing dies on power tong on regular intervals. Average 5,9 joints/hr.
19:00 - 19:30: Continued RIH with 7" 29 ppf 13 crs-110 vamtop tubing from 1198 to 1235 m. M/u cable clamp on every connection. Difficulties to install clamps due to squared cable and changing dies on power tong on regular intervals.
19:30 - 20:00: Changed jaws on casing tong and l/d joint
20:00 - 21:00: Continued RIH with 7" 29 ppf 13 crs-110 vamtop tubing from 1235 to 1316 m. M/u cable clamp on every connection. Difficulties to install clamps due to squared cable and changing dies on power tong on regular intervals.
21:00 - 21:45: Changed jaws on casing tong and l/d joint and 168.
21:45 - 00:00: Continued RIH with 7" 29 ppf 13 crs-110 vamtop tubing from 1316 to 1445 m. M/u cable clamp on every connection. Difficulties to install clamps due to squared cable and changing dies on power tong on regular intervals. Average speed 5,3 joints/hr

24-hour summary: RIH with 7" tubing from 107 m to 1445 m. Clamping control line on each joint. L/d total of 3 joints.
Hourly activities:
00:00 - 06:00: Continued RIH with 7" 29 ppf 13 crs-110 vamtop tubing from 1445 to 1892 m. M/u cable clamp on every connection. Difficulties to install clamps due to squared cable and changing dies on power tong on regular intervals. Average speed 6,3 joints/hr
06:00 - 13:45: Continued RIH with 7" 29 ppf 13 crs-110 vamtop tubing from 1892 to 2669 m. M/u cable clamp on every connection. Difficulties to install clamps due to squared cable and changing dies on power tong on regular intervals. Average speed 8,5 joints/hr
13:45 - 17:00: P/u and m/u DHSV and installed one joint above. Installed hang off sheave and connected control lines. Tested same to 690 bar.
17:00 - 19:00: RIH with 7" 29 ppf 13 crs-110 vamtop tubing from 2676 to 2829 m. M/u cable clamp on every connection. Difficulties to install clamps due to squared cable and changing dies on power tong on regular intervals.
19:00 - 19:15: Performed toolbox talk with ongoing crew.
19:15 - 23:45: RIH with 7" 29 ppf 13 crs-110 vamtop tubing from 2829 to 3146 m. M/u cable clamp on every connection. Difficulties to install clamps due to squared cable and changing dies on power tong on regular intervals. Average speed 6 joints/hr
23:45 - 00:00: Held toolbox talk.

24-hour summary: RIH with 7" tubing from 1445 m. P/u and m/u DHSV at 2268 m. Terminated same. Continued RIH remaining tubing before changing to DP handling equipment.
Hourly activities:
00:00 - 01:15: R/u wireline equipment. Started to p/u GS toolstring. Problem with winch brake band occured.
01:15 - 01:45: Trouble shooted WL winch brake band problem.
01:45 - 02:00: Continued to m/u GS toolstring.
02:00 - 02:30: Opened DHSV and RIH with GS tool on WL to 264 m. Problems with spooling arm occured.
02:30 - 02:45: Trouble shooted wireline winch spooling arm problem
02:45 - 04:15: Continued RIH from 264 m to 3162 m
04:15 - 05:00: Engaged GS pulling tool and released EVO plug. Waited for element to retract.
05:00 - 06:00: POOH with GS tool/evo plug on WL at 2200 m.
06:00 - 07:30: Continued POOH with GS tool/evo plug on WL from 2200 m to surface.
07:30 - 08:00: L/d WL tools and EVO plug. Rigged down sheaves.
08:00 - 08:15: Performed line test to 345 bar for 10 min.
08:15 - 09:15: Rigged up cement line to string and tested production packer from below to 35/345 bar for 5/30 min.
09:15 - 09:45: Bled off pressure and rigged down cement hose and removed pump-in sub.
09:45 - 10:15: Backed out running tool and pulled landing string and l/d same to deck.
10:15 - 11:45: Rigged down casing equipment and control line equipment. Removed circulation sub from landing stand.
11:45 - 12:30: P/u and m/u BPV and running tool. RIH on DP and sat BPV in multibowl. POOH with RT on DP. L/d RT.
12:30 - 12:45: Cleaned and cleared rigfloor.
12:45 - 13:45: Drained diverter, overshot and BOP of brine.
13:45 - 14:00: Rigged up to pull diverter to rig floor.
14:00 - 15:30: Removed hatches on rig floor for XMT. Rigged up in moonpool for removing BOP.
15:30 - 16:15: Pulled diverter and slick joint to rig floor. Cleaned and placed on setback.
16:15 - 16:30: Disconnected NT-2 connector. Removed tension system.
16:30 - 17:15: Lifted BOP and skidded to STB side.
17:15 - 17:45: Drained riser spool and unbolted same.
17:45 - 18:00: Removed scaffolding from moonpool.
18:00 - 18:45: Pulled spool piece to rig floor and layed out same.
18:45 - 00:00: Assisted at multibowl with tuggers from rig floor. Removed scaffolding. Prepared WH for installation of spool and XMT. 2 of 3 control lines terminated.

24-hour summary: P/u and RIH with GS pulling tool on WL. Pulled EVO plug and POOH with same. Performed test of production packer from below. RIH on DP and installed BPV. POOH with setting tool. Drained BOP system and removed diverter, risers and BOP. Prepared WH.
Hourly activities:
00:00 - 05:00: Prepared WH for installation of spool and XMT.
05:00 - 05:15: Performed tool box talk for lift of spool.
05:15 - 05:30: Removed hatch
05:30 - 06:00: Lifted down spool
06:00 - 07:00: Continuing lifting down spool and installed same on WH.
07:00 - 10:15: Tested spool piece to 35/345 bar for 5/15 min.
10:15 - 12:30: Transfered XMT from moonpool crane to chains and lowered same down onto spool. M/u same.
12:30 - 23:00: Tested spool/xmt connection. Worked on control lines connections on WH. Installed elbow on XMT and flowline. Installed half moon. Simulatneously started to prepare for and rig up WL equipment.
23:00 - 00:00: Removed XMT lifing cap and installed tree cap. Well handed over to production at 24 00 hrs.

24-hour summary: Prepared WH for installation of spool and XMT. Lifted down and installed spool. Lifted down and installed XMT. Tested seals. Worked on control lines and instrumentation. Installed tree cap and handed well over to production.
Hourly activities:
00:00 - 00:15: Well handed over to production at 00 00 hrs. Meanwhile continued instrumentation work on XMT
00:15 - 06:00: Production performing commisioning of XMT. Meanwhile finalized rigup for testing with cement unit and performed maintenance.
06:00 - 14:45: Production performing commisioning of XMT. Meanwhile spotted WL BOP in moonpool and brought WL equipment to rig floor. Built riser and lubrictaor sections for WL.
14:45 - 15:00: Held tool box talk with all involved personel for leak testing XMT.
15:00 - 16:30: Connected AWS test pump hose from WH panel
16:30 - 17:15: Performed line test from CMT unit to KWV, 20/345 bar for 5/15 min.
17:15 - 18:00: Filled XMT with packer fluid and closed SV. Confirmed line from PWV vented. Tested XMT body to 30/345 bar for 5/15 min against BPV.
18:00 - 18:30: Inflow tested MMV to 250 bar for 15 min.
18:30 - 19:00: Inflow tested HMV to 250 bar for 15 min.
19:00 - 19:15: Held tool box meeting
19:15 - 19:45: Opened HMV and closed KWV. Bled off pressure to 10 bar. Inflow tested KWV to 250 bar for 15 min.
19:45 - 21:15: Removed tree cap and retrieved dart and BPV.
21:15 - 22:00: Connected control hoses to XMT.
22:00 - 22:15: Performed tool box talk before rigging up.
22:15 - 22:45: Installed lower spool onto XMT, removed lifting cap.
22:45 - 23:30: Installed lifing cap onto WL BOP. P/u WL BOP and installed on lower spool.
23:30 - 00:00: Connected control hoses to WL BOP and function tested same.

24-hour summary: Handed well over to production for XMT commisioning. Received well from production. Performed inflow tests. Retrieved BPV and dart. Rigged up for WL.
Hourly activities:
00:00 - 00:45: Continued to connect control hoses to WL BOP and function tested same.
00:45 - 01:15: Filled equipment with MEG
01:15 - 03:00: Tested WL riser. Observed leak in swab valve, applied back pressure and performed good test.
03:00 - 03:15: Held tool box talk
03:15 - 04:45: Installed mid riser jont and m/u same. Made up grease head and installed WL into lubrator head.
04:45 - 05:30: Installed t-bar and upper sheave on elevator. Connected slings to lubracator head.
05:30 - 06:00: P/u lubricator head
06:00 - 06:15: Continued to p/u lubricator head
06:15 - 07:00: Installed lower sheave and m/u sinker bars. Spotted slumb tool on rig floor.
07:00 - 07:15: Held tool box talk with ongoing shift.
07:15 - 08:00: P/u weight bars and m/u lubricator.
08:00 - 09:00: Tested line up to 345 bar. Tested WL lubricator and riser to 30/250 bar for 5/10 min.
09:00 - 09:15: Broke out QTS and l/d weight bars.
09:15 - 09:30: Held tool box talk.
09:30 - 15:00: Took WL head down for installation of toolstring. Tested same. P/u and m/u toolstring and guns. Tested same.
15:00 - 15:45: Tested QTS with test pump on rig floor to 30/250 bar for 5/10 min.
15:45 - 16:15: Opened MIV and filled riser and lubricator with MEG. Opened DHSV. Opened HMV.
16:15 - 20:15: RIH with perforation string on WL with 30 m/min according to program. Toolstring stopped moving at 3500 m 73,2 deg inclination.
20:15 - 00:00: Continued RIH with perforation string on WL using tractor.

24-hour summary: Continued rigging up WL well control equipment and tested same. P/u perforation toolstring. RIH with same on WL to 3500 m without using tractor. Continued RIH using tractor to 4300 m.
Hourly activities:
00:00 - 03:00: Continued RIH with perforation string on WL with tractor from 4300 to 4400 m. Lost contact to tractor.
03:00 - 06:00: Trouble shot communication to tractor electronics cartridg
06:00 - 07:15: Trouble shot communication to tractor electronics cartridge)
07:15 - 09:15: POOH with perforation string on WL from 4200 m. Bled down lubricator, closed XMT.
09:15 - 09:30: Performed pre-job meeting prior to break out lubricator and l/d tractor unit.
09:30 - 11:45: Broke out lubricator at QST. L/d tractor unit. Checked and tested new tractor system.
11:45 - 12:00: P/u and m/u tool string.
12:00 - 12:30: M/u lubricator to QST and pressure tested connection to 30/250 bar for 5/10 min.
12:30 - 12:45: Filled lubricator and riser with MEG via MIV 240 ltr. Opened DHSV. Opened HMV.
12:45 - 15:00: RIH with perforation string on WL with 30 m/min according to program. Toolstring stopped moving at 3500 m 73,2 deg inclination.
15:00 - 18:00: RIH with perforation string on WL using tractor from 3500 m to 4400 m.
18:00 - 19:00: RIH with perforation string on WL using tractor from 4400 m to 4570 m. Observed high current on tractor. Experienced a lot of debris. Tractor can not push the gun after 4570m.
19:00 - 20:00: RIH with perforation string on WL using tractor. Worked down from 4570 m to 4600 m.
20:00 - 00:00: Switched to passthrough mode. Started correlating tool string according to program. MAX depth 4607 m. Performed first pass, second pass and third pass.

24-hour summary: RIH with perforation string on WL with tractor to 4400 m. Lost contact to tractor switch. Trouble shot communication to tractor. POOH with perforation string on WL. Changed out tractor unti. RIH with perforation string on WL/TRACTOR 4600 m. Started correlating tool string.
Hourly activities:
00:00 - 01:45: Correlated tool string according to program between 4582 m to 4594 m. Performed fourth pass and fifth pass up on depth.
01:45 - 02:00: Bled off pressure on well from 52 bar to 35 bar prior to firing guns.
02:00 - 02:15: Correlated to position guns at interval 1 from 4582 m to 4594 m. Firing depht 4578 m.
02:15 - 02:30: Perforated interval from 4582 m to 4594 m with WHP 35 bar. WHP stabilized at 24,8 bar.
02:30 - 03:45: POOH with perforation string on WL from 4578 m while performed g-ray/ccl logging to 3750 m.
03:45 - 06:00: POOH with perforation string on WL from 3750 m. Powered down logging unit.
06:00 - 07:00: Tools in catcher. Closed SV, 9,8 bar siwhp. Closed HMW.
07:00 - 07:30: Inflow tested HMV with siwhp 5 bar for 10 min. Meanwhile performed pre-job meeting prior to r/d lubricator and changing out tool string and l/o guns.
07:30 - 08:15: Bled off pressure in lubricator and purged clean with nitrogen.
08:15 - 10:45: Broke out lubricator at QST. L/d tractor, tool string and guns. Checked and tested new tractor system.
10:45 - 15:45: Performed test on tool string prior to p/u perforating run no. 2.
15:45 - 16:00: Performed pre-job meeting prior to p/u guns, tool string and tractor.
16:00 - 17:45: P/u guns, tool string and tractor for perforating run no. 2. M/u lubricator at QST.
17:45 - 18:15: Pressure tested lubricator to 250 bar. Filled riser with MEG.
18:15 - 22:15: RIH with perforation string on WL with 30 m/min according to program. Toolstring stopped moving at 4100 m 74,95 deg inclination.
22:15 - 23:45: RIH with perforation string on WL using tractor from 4100 m to 4565 m. WHP increased from 23,9 bar to 110 bar.
23:45 - 00:00: Correlated across interval 4524 m to 4536 m. First pass.

24-hour summary: Correlated across interval 4582 m to 4594 m. Perforated interval from 4582 m to 4594 m. POOH with perforation string on WL from 4578 m while performed g-ray/ccl logging to 3750 m. POOH and l/d gun assy. P/u perforating assy no. 2 and RIH with same to 4565 m. Correlated first pass.
Hourly activities:
00:00 - 06:00: Correlated across interval 4524 m to 4536 m. 9 th pass.
06:00 - 06:45: Correlated across interval 4524 m to 4536 m. 9 th pass.
06:45 - 07:00: Perforated interval from 4524 m to 4536 m with WHP 15 bar. WHP stabilized at 25 bar.
07:00 - 09:30: POOH from 4536 m to 230 m with perforating gun assembly no. 2. Powered down logging unit.
09:30 - 10:00: Tools in catcher. Closed SV, 9,8 bar siwhp. Closed HMW.
10:00 - 10:30: Inflow tested HMV with siwhp 5 bar for 10 min. Meanwhile performed pre-job meeting prior to r/d lubricator and changing out tool string and l/o guns.
10:30 - 10:45: Bled off pressure in lubricator and purged clean with nitrogen.
10:45 - 12:00: Broke out lubricator at QST. L/d tractor, tool string and guns. Checked and tested system.
12:00 - 16:30: Change cable head and prepared guns for run no. 3.
16:30 - 16:45: Performed pre-job meeting prior to p/u guns, tool string and tractor.
16:45 - 17:30: P/u guns, tool string and tractor for perforating run no. 3.
17:30 - 17:45: Trouble shot communication to tractor. Changed out tractor unit.
17:45 - 19:00: P/u guns, tool string and tractor for perforating run no. 3.
19:00 - 19:15: Performed pre-job meeting prior to complete and stab on lubricator.
19:15 - 19:45: M/u lubricator at QST. Pressure tested lubricator to 345 bar. Filled riser with MEG.
19:45 - 20:30: RIH with perforation string on WL to 500 m.
20:30 - 21:30: Performed test on tools. Lost communication to tools.
21:30 - 22:00: POOH from 500 m with perforation string on WL. Tools in catcher. Closed SV, 21,2 bar siwhp. Closed HMW.
22:00 - 23:00: Inflow tested HMV with siwhp 5 bar for 10 min. Meanwhile performed pre-job meeting prior to break lubricator and check tool string.
23:00 - 23:30: Broke out lubricator at QST. Inspected and tested tool string firing head.
23:30 - 00:00: Removed firing head.

24-hour summary: Correlated across interval 4524 m to 4536 m. POOH with perforation string on WL from 4536 m. L/d gun assy. Change cable head. P/u perforating assy no. 3 and RIH with same to 500 m. Performed test on tools. Lost communication to tools. POOH with perforating assy no. 3. Inspected and tested tool string firing head.
Hourly activities:
00:00 - 00:45: Checked firing head, crimped wire observed.
00:45 - 02:00: M/u firing head to tool string. Function tested tool string.
02:00 - 02:30: M/u lubricator at QST. Pressure tested lubricator to 275 bar. Filled riser with MEG.
02:30 - 03:00: Opened well and RIH with perforation string no. 3 on WL to 250 m.
03:00 - 05:45: RIH with perforation string on WL with 30 m/min according to program. Toolstring stopped moving at 4100 m 74,95 deg inclination.
05:45 - 06:00: Correlated across interval 4110 m to 4122 m.
06:00 - 08:00: Correlated across interval 4110 m to 4122 m. 5 th pass.
08:00 - 08:15: Perforated interval from 4110 m to 4122 m with WHP 10 bar. WHP stabilized at 31 bar.
08:15 - 10:30: POOH from 4112 m to 230 m with perforating gun assembly no. 3. Powered down logging unit.
10:30 - 10:45: Tools in catcher. Closed SV, 31 bar siwhp. Closed HMW.
10:45 - 11:00: Inflow tested HMV with siwhp 5 bar for 10 min. Meanwhile performed pre-job meeting prior to r/d lubricator and changing out tool string and l/o guns.
11:00 - 11:15: Bled off pressure in lubricator and purged clean with nitrogen.
11:15 - 13:00: Broke out lubricator at QST. L/d tractor, tool string and guns.
13:00 - 19:00: Cutted electric line and re-connected cable head, prepared guns for run no. 4. Aker performed pressure test on rig up 20/250 bar with dummy tool string.
19:00 - 23:30: Worked on test tools and cable head. Checked and tested system.
23:30 - 23:45: Performed pre-job meeting prior to p/u guns, tool string and tractor.
23:45 - 00:00: P/u tractor and connected cabel head.

24-hour summary: M/u firing head to tool string. RIH with perforation string no. 3 to 4100 m. Correlated across interval 4110 m to 4122 m. Perforated interval from 4110 m to 4122 m. POOH with perforation string on WL from 4112 m. L/d gun assy. Re dressed cabel head. Pressure tested WL rig up. Checked and tested SLB system.