Hourly activities:
00:00 - 03:00: RIH with perforation string no 6. On WL with 30 m/min from 300 m to 3260 m. Correlated across DHPG 2640 m. Do m. Toolstring stopped moving at 3260 m 78 deg inclination.
03:00 - 03:30: Attempted to tractor down from 3260 m. No success due to tractor failure. Troubleshoot on tractor.
03:30 - 06:00: POOH with gun assembly no 6. Due to tractor failure from 3260 m to 730 m. Mis-run.
06:00 - 07:30: POOH perforating gun assembly no. 6 mis-run from 730 m. Shut down the unit 800 m.
07:30 - 07:45: Tools in catcher. Closed SV, 40 bar. Closed HMW.
07:45 - 08:30: Inflow tested HMV against siwhp, 35 bar for 10 min. Meanwhile performed pre-job meeting prior to changing out tractor and handling live guns.
08:30 - 08:45: Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min.
08:45 - 09:15: Broke out lubricator at QST. Set back gun assembly no. 6. L/d tractor assembly due to tractor failure.
09:15 - 10:00: P/u new tractor assembly. Installed toolhead and cable. Checked tractor and performed hot check.
10:00 - 10:30: M/u guns, tool string and tractor for perforating run no. 6. Re-run. M/u lubricator.
10:30 - 11:00: Tested QTS with test pump on rig floor to 20/250 bar for 5/10 min. Filled riser with MEG. Opened DHSV, HMV and SV.
11:00 - 13:00: RIH with perforation string no 6. On WL with 30 m/min to 3250 m. Re-run. Correlated across DHPG 2640 m. Toolstring stopped moving at 3250 m 78 deg inclination.
13:00 - 14:00: RIH with perforation string no 6. On WL using tractor from 3250 m to 3580 m.
14:00 - 15:00: Correlated tool string according to program between 3852 m to 3870 m. Orientation pass 1. Orientation pass 2. Orientation pass 3. Orientation pass 4. Orientation pass 5. Shooting pass.
15:00 - 15:15: Perforated interval from 3852 m to 3870 m. Firing depht 3849 m. Wellhead pressure prior to fire, 37 bar. WHP stabilized at 33,5 bar. Lost 300 lbs surface tension.
15:15 - 17:45: POOH from 3849 m with perforating gun assembly no. 6. Shut down the unit 300 m.
17:45 - 18:00: Tools in catcher. Closed SV, 36,5 bar. Closed HMW.
18:00 - 19:00: Inflow tested HMV against siwhp, 35 bar for 10 min. Meanwhile performed pre-job meeting prior to changing out tractor and l/o guns.
19:00 - 19:15: Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min.
19:15 - 20:00: Broke out lubricator at QST. L/d gun assembly no. 6. L/d tractor assembly.
20:00 - 21:15: P/u new tractor assembly. Checked tractor and performed opcheck, checklist, 540v hotcheck.
21:15 - 22:45: M/u guns, tool string and tractor for perforating run no. 7. M/u lubricator.
22:45 - 23:30: Tested QTS with test pump on rig floor to 20/250 bar for 5/10 min. Filled riser with MEG. Opened DHSV, HMV and SV.
23:30 - 00:00: RIH with perforation string no 7. On WL with 30 m/min to 500 m.

24-hour summary: RIH with perforation string no 6. On WL with 30 m/min to 3260 m. Attempted to tractor down from 3260 m. No success due to tractor failure. Troubleshoot on tractor. POOH with gun assembly no 6. Due to tractor failure. L/d tractor assembly due to tractor failure. P/u new tractor assembly. RIH with perforation string no 6. To 3250 m. Re-run. Perforated interval from 3852 m to 3870 m. POOH with perforating gun assembly no. 6 l/d. M/u guns, tool string and new tractor for perforating run no. 7. RIH with perforation string no 7. On WL with 30 m/min to 500 m.