bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 01:30: Checked line-up. Broke circulation by pumping 300 LPM at 5 bar. Closed annular BOP. Pressured up annulus and DP simultaniously by pumping 800 LPM to 220 bar to activate MAXR setting tool. Held pressure for 2 min. Bled off pressure and verified that pressure was zero before opening annular BOP. Pumped 3100 ltrs and bled back 3000 l. One cycle used on profire. Waited 25 min, from activation, for MAXR to set. Sat down 2 MT to confirm that MAXR had been sat. Picked up 3 m and re-checked up/down weights to confirm that the hanger had been released from the running tool. String weight was reduced by 14 MT.
01:30 - 06:00: POOH with MAXR setting tool on 5 1/2" DP from 3305 to 1802 m MD.
06:00 - 14:45: POOH with MAXR setting tool on 5 1/2" DP from 1802 m to OOH. Lo gun hanger setting tool and RD handling equipment.
14:45 - 17:00: RIH and pulled secondary bowl protector in surface wellhead at 20 m MD. MU jet sub and cleaned BOP and wellhead at 2000 LPM 8 bar 10 RPM. Lo same.
17:00 - 21:00: MU kick assembly. RU CSG tong and prepared to run 7" tubing. Lifted in place bot and welldynamics' cable drums. Installed FMS.
21:00 - 00:00: Held pre-job meeting with involved personnel. MU and ran 7 1/2" seal stem seals) with ratcheting muleshoe assembly. Function tested ratcheting muleshoe. MU joint with pre-installed NPR plug and pre-installed 1 3/4" ball. MU and ran one 7" tubing joint. MU and ran 7"x 9 5/8" granite production packer. MU and ran one 7" tubing joint. MU 7" 20 ft PBR assembly with pups. Load tested PBR.

24-hour summary: POOH with MAXR setting tool on 5 1/2" DP from 1802 to OOH. Pulled bowl protector and washed surface wellhead and BOP. Prepared for running completion string. MU and RIH with completion assemblies. Wow due to high winds up to 71 knots and crane not able to PU DHSV.
Hourly activities:
00:00 - 01:00: Attempted to MU and run 7" tubing joints. Had to lo out 2 joints.
01:00 - 06:00: Wow due to high winds up to 71 knop. Crane was not able to lift DHPG on to drill floor and could not RU sheave weel for DHPG and chemical injection line in derrick. Meanwhile continued MU and run 3 x 7" tubing joints. Had to lo out 1 joint.
06:00 - 07:00: Wow due to high winds up to 60 knop. Crane was not able to lift DHPG on to drill floor and could not RU sheave weel for DHPG and chemical injection line in derrick.
07:00 - 09:00: Installed control line sheave in high strength wire in derrick. Held on to sheave with PRS racking arm to avoid it from moving in the wind.
09:00 - 10:30: POOH to check collar that was changed out on second joint below gauge carrier. Verified correct length on tubing compared to tally.
10:30 - 17:30: Held tool box meeting prior to PU gauge assembly. MU and RIH with DHPG/ASPHALTHENE assembly. Installed one tubing joint above DHPG and positioned assembly in working hight. PU and terminated cable to DHPG. Function checked gauge. Connected chemical injection line. Tested line and installed protector clamps.
17:30 - 20:15: Ran 7" tubing, cable and clamps from 110 m to 145 m MD. Maintained 100 bar pressure on chemical injection line while RIH.
20:15 - 20:45: Installed aft rollers to HTS and function tested same.
20:45 - 00:00: Ran 7" tubing, cable and clamps from 145 m to 286 m MD. Maintained 100 bar pressure on chemical injection line while RIH.

24-hour summary: MU and tested DHPG and chemical injection mandrel. Ran 7" tubing from 110 m to 625 m MD.
Hourly activities:
00:00 - 06:00: Ran 7" tubing, cable and clamps from 286 m to 625 m MD. Maintained 100 bar pressure on chemical injection line while RIH. Up weight 90 MT down weight 85 MT at 500 m MD.
06:00 - 10:30: Ran 7" tubing, cable and clamps from 625 m to 800 m MD. Maintained 100 bar pressure on chemical injection line while RIH.
10:30 - 12:30: Wow due to unfavorable wind direction and high winds up to 70 knots.
12:30 - 15:00: Ran 7" tubing, cable and clamps from 800 m to 881 m MD. Maintained 100 bar pressure on chemical injection line while RIH.
15:00 - 16:00: Wow due to unfavorable wind direction and high winds up to 70 knots.
16:00 - 00:00: Ran 7" tubing, cable and clamps from 881 m to 1322 m MD. Maintained 100 bar pressure on chemical injection line while RIH. Lo 1 joint.

24-hour summary: Ran 7" tubing from 625 to 1620 m MD.
Hourly activities:
00:00 - 06:00: Ran 7" tubing, cable and clamps from 1322 m to 1620 m MD. Maintained 100 bar pressure on chemical injection line while RIH. Average running speed is 5,5 joint/hr. Up weight 132 MT down weight 111 MT at 1500 m MD.
06:00 - 08:30: Ran 7" tubing, cable and clamps from 1620 m to 1738 m MD. Pressure dropped from 100 to 25 bar on chemical injection line.
08:30 - 10:45: Bled off pressure in chemical injection line and observed for pressure build up. No pressure increase observed. Pressured up to 50 bar and observed that it bled back to 25 bar. Meanwhile serviced PRS and TDS.
10:45 - 00:00: Ran 7" tubing, cable and clamps from 1738 m to 2428 m MD. Pressure increased from 25 bar to 35 bar on chemical injection line while RIH. Average running speed was 5,5 joint/hr. Took 4. 5 MT weight when entering 9 5/8" tieback hanger at 2412 m MD. PU 8 MT and continued to RIH at slow speed.

24-hour summary: Ran 7" tubing from 1620 to DHSV assembly. MU DHSV and connected and tested CL to 570 bar/10 min.
Hourly activities:
00:00 - 02:00: Ran 7" tubing, cable and clamps from 2428 m to 2528 m MD. Pressure increased from 35 bar to 38 bar on chemical injection line while RIH. Average running speed was 5,5 joint/hr. Up weight 195 MT down weight 130 MT.
02:00 - 03:00: Held tool box meeting with involved personnel. PU and MU DHSV assembly.
03:00 - 03:30: DHSV got stuck in lower guiding plate on FMS while lowering DHSV assembly through slips. Managed to free slips.
03:30 - 04:15: Removed FMS and lowered DHSV through rotary table. Re-installed FMS. Installed one joint above DHSV. Installed hole cover.
04:15 - 06:00: RU sheave wheel for single CL to a tugger. Inserted and hoisted in position. PU, flushed and connected CL. Tested CL to 570 bar 10 min. Bled down pressure to zero and got 210 ML back. Pumped up to 420 bar on control line to maintain DHSV open while RIH.
06:00 - 19:15: Ran 7" tubing, cable and clamps from 2528 m to 3023 m MD. Pressure increased from 38 bar to 45 bar on chemical injection line while RIH. Average running speed was 4 joint/hr due to increased drag. Up weight 227 MT down weight 137 MT.
19:15 - 20:30: Performed pre-job meeting. MU the last tubing joint and RIH slowly. Stung into top of liner with ratcheting muleshoe approx 4 m before landing out with no-go. Sat down 5 MT and marked pipe 7. 69 m off BTM of joint Pulled up to up-weight and marked pipe 6. 5 m off BTM of joint POOH 8 m to confirm tagging depth. Up weight 215 MT down weight 135 MT. Observed that up-weight was reduced by 12 MT. RIH slowly and verified landing depth.
20:30 - 21:45: Discussed situation with town.
21:45 - 00:00: POOH with 3 tubing joints. Took up weight 225 MT down weight 135 MT. RU to circulate down tubing. Meanwhile re-calculated casing design for production PBR being sheared prior to setting the production packer. Calculated space-out for production PBR.

24-hour summary: RIH with 7" tubing from 2528 m to 3023 m MD. Landed tubing at 3030. 6 m and performed space-out. Pulled back and installed space-out pup. MU th and terminated cls, chemical injection line and cable terminated at th. Prepared for MU communication collar.
Hourly activities:
00:00 - 01:00: Performed line-up check. Attempted to circulate by pumping 100 LPM with cement unit up to 13 bar. No returns observed. Held pressure for 2 min. This confirmed that PBR had not been sheared. RD circulation equipment. PU and MU 6. 038 m pup joint according to original space-out.
01:00 - 05:00: PU and MU tubing hanger with handling tool. Lowered the th down to rotary. Cut the control lines 3 m above th and fed the CL through the th. Plugged off DHPG line. Plugged off spare penetration holes in th with 1/4" NPT blind plugs. Leak tested all fittings simultaneously through 1/8" test ports to 448 bar min.
05:00 - 06:00: Lifted th to sufficient hight for handling master bushing. Removed FMS and installed master bushing. Installed c-plate and landed th in same.
06:00 - 07:00: Bo and LD th landing tool. Wrapped control lines 3 times around hanger neck. Found broken gauge line.
07:00 - 10:00: Dicussed situation with town and decided to re-splice the gauge line.
10:00 - 16:00: Spliced gauge cable. Fed gauge line through hanger and installed clamp.
16:00 - 18:00: Landed th in c-plate. Bo and LD th hanger handling tool. Leak tested fitting through 1/8" test port to 448 bar min.
18:00 - 20:30: Attempted to install th running tool with BX-ELEVATOR. Changed to pick-up elevator and re-stabbed th running tool. MU THRT to communication collar with 8 left hand turns. Connected chemical injection line and trscssv control lines to 1/4" communication ports on top of THRT. Leak tested trscssv line to 570 bar/10 min. Bled off 510 ML. Pressured up and kept 570 bar on trscssv line while RIH. Bo THRT piston retaining screws.
20:30 - 22:30: PU th running string and removed c-plate. Installed bushings. Drained riser down to wellhead using a-annulus overboard line. RIH while taping control lines to landing string and stung into liner PBR. Landed out on the landing shoulder in the tubing head. Stick-up 1. 33 m.
22:30 - 23:00: Pressure tested th in port 1 on surface WH to 70 bar/5 min to verify correct landing. Pressured up function line on THRT to 207 bar to engage th lock down ring. Pull tested th to 236 MT to verify hanger lock down.
23:00 - 00:00: Pressure tested th seal through test port 1 on surface WH to 35/450 bar for 5/10 min. Bled down to zero bar when test was verified by statoilhydro. Meanwhile changed elevator inserts and prepared to PU pumping/testing assembly.

24-hour summary: MU th running tool. RIH and landed and tested the th. Performed low pressure test and function tested of DHSV. Sat production packer and tested tubing. Inflow tested DHSV. Started RU wireline.
Hourly activities:
00:00 - 01:00: RIH with WL toolstring from 1500 to 3000 m mdrkb. Pick up weight 670 kg slack off weight 760 kg.
01:00 - 03:00: Pressured up tubing to 10 bar with cement unit. Volume pumped was 40 ltrs. RIH and latched plug at 3014. 8 m mdrkb. Observed for pressure drop for 15 min when equalizing the plug. No pressure drop observed. Jared plug free and waited for 30 min to let plug elements retract. Confirmed that plug was free. No pressure drop observed.
03:00 - 06:00: POOH with NPR plug from 3014. 8 m to PBR at 2972 m. Made attempt to pass PBR with MAX overpull of 785 kg. Bled off pressure in tubing to zero and waited another 30 min to ensure that elements was released. Bled back 80 ltrs. No returns on a-annulus. Continued to attempt to pass PBR. MAX overpull 900kg. Unable to pass restriction at 2972 m mdrkb, but free to go down.
06:00 - 12:00: Worked to free NPR pulling string from 3020 m to 2972 m. PU weight was 950 kg. Filled tubing up to neddle valve on lubricator and checked for swabbing effect.
12:00 - 14:00: Tensioned up cable to 1700 kg at 2972 m and waited 35 min. Continued to work to free NPR pulling string from 3068 m to 2972 m.
14:00 - 20:00: Discussed situation with town and made plans for further operations.
20:00 - 21:15: Held pre job meeting with involved personnel. RU hose from cement unit to a-annulus and performed line test 200 bar/5 min. RIH with NPR pulling string to 3000 m. Reduced trscssv CL pressure to 520 bar.
21:15 - 22:15: Pressured up a-annulus to 100 bar using cement unit. Volume pumped 786 ltrs. Kept trscssv CL pressure below 570 bar. Worked to free NPR pulling string from 3000 m to 2972. 4 m. Observed that restriction had shifted 0. 4 m deeper. Not able to pull NPR plug through PBR.
22:15 - 23:15: Pressured up a-annulus to 200 bar using cement unit. Volume pumped 710 ltrs. Kept trscssv CL pressure below 570 bar. Worked to free NPR pulling string from 3000 m to 2972. 8 m. Observed that restriction had shifted 0. 4 m deeper. Not able to pull NPR plug through PBR.
23:15 - 00:00: Closed a-annulus valve. Moved hose from a to b-annulus. Pressured up to 200 bar to equalize pressure against b-annulus. Opened b-annulus valve and bled off pressure to zero. Bled back 1390 ltrs. Closed b-annulus. Menwhile adjusted trscssv CL pressure and RU overboard line to a-annulus.

24-hour summary: Worked NPR pulling string to be able to pass production PBR at 2972 m. Attempted to change seal stem position in sheared PBR by applying 100/200 bar on annulus. No sucess. Performed 35/345 bar 10 min pressure test of tubing and production packer from below. Worked NPR pulling string with 345 bar on tubing to change seal stem position in PBR. No sucess. RIH to TCP gun hanger at 3089 m and freed GS pulling tool from NPR plug. POOH and LD GS pulling tool.
Hourly activities:
00:00 - 00:30: Applied 80 bars to the well and opened the DHSV. Bled of the pressure of the well, same volume in return 340 litre.
00:30 - 01:00: Broke the lubricator and laid out the BHA with NPR plug, no damage to the NPR plug.
01:00 - 04:45: R/d the WL lubricator, the GIH, the WL BOP and disconnected the BCU.
04:45 - 06:00: Held tool box talk prior to retrieve the TBG landing string. R/d the control lines.
06:00 - 07:00: Rigged down control line sheave.
07:00 - 08:00: Held tool box talk prior to l/o the 7" landing string. Attempted same.
08:00 - 09:00: Problems with elevators malfunction, investigated same. Changed out elevators and function tested same.
09:00 - 09:30: Held tool box talk prior to use tuggers to retrieve the 7" landing string. Picked up and laid out 7" landing sting.
09:30 - 11:30: Cleared rig floor, casing tong, baker control line drum, gauge/inj. Line drum and PS-30 slips.
11:30 - 14:30: Held tool box talk prior to installation of the BPV. Picked up the PBV and ran in same on tugger and installed same.
14:30 - 20:30: Held tool box talk prior to nipple down the stack. Nippled down BOP and set back into cradle, laid out riser.
20:30 - 20:45: Installed dart in BPV.
20:45 - 21:30: Lowered down tension cylinder to centralizer deck.
21:30 - 22:00: Held tool box talk prior to lower down the CO-FLEX hose onto the XMT deck.
22:00 - 23:30: Lowered the CO-FLEX hose onto the XMT deck.
23:30 - 23:45: Held tool box talk prior to terminate the control lines.
23:45 - 00:00: Removed the communication collar.

24-hour summary: Retrieved landing string. Installed BPV. Nippled down BOP and riser. Installed dart in BPV. Terminated control lines. Installed extension spool.
Hourly activities:
00:00 - 04:30: Terminated the control line in the well head.
04:30 - 05:00: Installed the spacer spool. Found the protection cover for hydraulic outlets at the master bushing laying on the well cover on XMT deck.
05:00 - 05:30: Held time out regarding dropped object from drill floor to the well head 20m, 5 kg.
05:30 - 06:00: Held tool box talk prior to install the master bushing and installed same.
06:00 - 06:30: Installed master bushing.
06:30 - 15:30: Installed extension spool and torqued up same. Pressure tested void to 30/345 bars 5/10 min. Pressure tested VG 63 seal 35 bars 10 min. Installed gauge outlet. Meanwhile had time out with dayshift regarding dropped object.
15:30 - 17:30: Held tool box talk prior to r/d scaffolding and removal of hatch cover. Performed same.
17:30 - 17:45: Held tool box talk prior to pick up and installation of the x-mas tree.
17:45 - 00:00: Picked up, landed, orientated and installed the x-mas tree. Installed WV spool outlet and production CO-FLEX hose.

24-hour summary: Installed the WH extension spool, xmas tree and the production CO-FLEX hose.
Hourly activities:
00:00 - 04:45: Made up 2" 1502 hose to the KWV outlet. Torqued up the PWV spool outlet and the production CO-FLEX hose.
04:45 - 05:00: Held tool box talk prior to pressure test the production line and the x-mas tree.
05:00 - 06:00: Lined up and flushed the lines to the x-mas tree
06:00 - 06:15: Completed flushing of lines to the x-mas tree.
06:15 - 07:00: Leak tested x-mas tree connections to 30/345 bars 5/10 min.
07:00 - 07:45: Held tool box talk prior to flush x-mas tree and production flow line prior to leak test of same.
07:45 - 09:15: Awaited confirmation of correct torqued up flow line.
09:15 - 10:15: Checked remote panel to operate x-mas tree valves. Found too low fluid level.
10:15 - 11:00: Flushed production flow line into the separator.
11:00 - 12:30: Lined up and leak tested production flow line 50/180 bars 5/10 min.
12:30 - 12:45: Held tool box talk prior to inflow test LMV and HMV against BPV.
12:45 - 15:00: Pressured up to 240 bars against BPV. Inflow tested LMV and HMV, 230 bars diff.
15:00 - 15:15: Held tool box talk prior to retrieve the dart and the BPV.
15:15 - 18:15: Removed tree cap, had to pump out same. Retrieved the dart and the BPV. Re-installed the tree cap.
18:15 - 19:00: Leak tested tree cap to 30/345 bars 5/10 min.
19:00 - 21:00: Pressure tested bot control line exit blocks for DHSV to 570bars/15 min. Measured return fluids from control line 225 ML. Removed the CO-FLEX support frame at the x-mas tree, and transferred to the welders shop for modification. Continued operation on f-4

24-hour summary: Leak tested x-mas tree connections to 30/345 bars 5/10 min. Lined up and leak tested production line 50/180 bars 5/10 min. Inflow tested LMV and HMV against BPV.
Hourly activities:
09:00 - 10:00: Held prejob meeting with all involved, including maersk production.
10:00 - 10:30: Installed lo-torq valve on kill valve on XMT. Hooked up 2" HP-HOSE from lo-torq valve to cement pump kill line valve in moon pool.
10:30 - 11:00: Flushed line from cement unit to XMT, observing for returns in needle valve on XMT cap.
11:00 - 11:30: Closed KV. Leak tested line from cement pump to KV to 250 bar/10 min. No leak observed through needle valve on XMT cap. Bled pressure down to 20 bar, to cement pump. Closed SV and needle valve on XMT cap. DHPG pressure 277,1 bar.
11:30 - 12:00: Opened MMV. Opened HMV. Pressured up well to 30 bar with cement pump. Confirmed pressure increase on DHPG. Opened DHSV w/460 bar control line pressure.
12:00 - 12:30: Continued to pressure up well to 240 bar liter) with cement pump. Pressured up chemical injection line to 230 bar with well dynamics test pump. Leak tested termination block for chemcial injection line on wellhead to 230 bar/10 min.
12:30 - 13:30: Closed MMV. Bled off pressure above MMV to 10 bar. Inflow tested MMV to 230 bar/10 min. Equalized MMV with 240 bar. Opened MMV. Closed HMV. Bled off pressure above HMV to 10 bar. Inflow tested HMV to 230 bar/10 min. Equalized HMV with 240 bar. Opened HMV. Bled ppressure in well to 0 bar to cement pump. Bled back 710 liter. Counted 3 cycles on profire firing head on TCP guns.
13:30 - 15:00: Schlumberger TCP performed training pulses with cement pump. Schlumberger sent firing command cement unit, to e-fire firing head in TCP guns. Bled down well pressure to 0 bar to cement unit. Closed TKV and lo-torq valve. The TCP guns fired after waiting the programmed time delay of 10 minutes. Wellhead pressure DHPG pressure increased to 31/ 308 bar. Closed DHSV. Bled down pressure above DHSV to 0 bar to the flowline. Monitored WHP in XMT for 30 minutes to verify DHSV integrity. No pressure buildup observed.
15:00 - 15:15: Closed valve to cement pump kill line in moon pool to isolate 2" HP-HOSE to KV on XMT.
15:15 - 17:00: Performed well hand over activiities. Verified that all valves on XMT and DHSV were closed. Handed well over to maersk production at 17 00. End of operations

24-hour summary: Sent firing command to e-fire firing head in TCP guns and perforated well from 3130 to 3281 mmdrt.
Hourly activities:
15:00 - 18:30: Waited on m rsk production to hand over well to volve d&w. Meanwhile performed 5-yearly maintenace on choke manifold.
18:30 - 00:00: Waited on m rsk production to shut in well and inflow test HMV to 120-5 bar/10 min and DHSV to 120-5 bar/30 min. Had 2. 3 bar drop/10 min on HMV and 0. 2 bar drop/30 min on DHSV. Meanwhile performed 5-yearly maintenace on choke manifold and loosened bolts on kill ving valve on BOP in preparation for 5-yearly maintenance.

24-hour summary: Handed well over from production. RU HMV and DHSV to local control panel. Installed test and bleed manifold on to XMT KWV. Performed line test from KWV to CMT unit. Attempted to leak tested XMT cross to 30/200 bar for 5/10 min.
Hourly activities:
00:00 - 00:30: Continued bleeding off pressure/drained XMT, riser and lubricator to closed drain.
00:30 - 01:30: Purged XMT, riser and lubricator with nitrogen 3 times due to grease in lubricator. Closed KWV and SV.
01:30 - 02:30: Broke lubricator at in-situ sub. Lifted out and LD PLT toolstring. No marks or damage observed on tool. No obvious explanation why in-line spinner did not work. Cut cable.
02:30 - 04:30: LD lubricator and RD sheave wheels. Split lubricator at drill floor, preserved and moved to cantiliver. Cleared rig floor of WL equipment.
04:30 - 06:00: Installed 10 MT lift cap on WL riser and installed manual elevator on riser section as part of double lift arrangement from TDS. Detached riser from BOP'S and lo same.
06:00 - 10:30: Lifted WL BOP'S using double lift arrangement from TDS and transferred to moonpool overhead crane.
10:30 - 11:15: Disconnected and lifted out lower WL riser section and XO from XMT using double lift arrangement from TDS. Installed hatch on weather deck.
11:15 - 11:45: Installed XMT tree cap. Hooked up hose from seawell test pump on drill floor to test cap on XMT.
11:45 - 12:15: Leak tested SV to 30/345 bar for 5/10 min. Good test. Bled off pressure to closed drain.
12:15 - 13:00: RD CMT test line and bleed off manifold from KWV.
13:00 - 14:45: Leak tested tree cap and XMT cross to 30/345 bar for 5/10 min using seawell test pump and 100 MEG. Good test. Bled off pressure. Installed cap on KWV and removed 1/2" plug. Leak tested KWV to 30/345 bar for 5/10 min using seawell test pump and 100 MEG. Good test. Bled off pressure. Installed 1/2" plug in KWV cap. Leak tested KWV cap to 30/345 bar for 5/10 min using seawell test pump and 100 MEG. Good test. Bled off pressure. Disconnected seawell test pump from XMT tree cap and closed needle valve. Disconnected local control panel for HMV and DHSV and re-established platform permanent control system.
14:45 - 15:00: Handed well over from volve d&w to m rsk production.
15:00 - 16:30: Cleared rig floor off remaining WL equipment. Cleaned rigfloor with dedicated grease wash.

24-hour summary: RD BOP from XMT. Leak test XMT cross, KWV and tree cap. Hand well over to m rsk production. Cleared and cleaned rig floor of remaining WL equipment. Transferred operation to f-99 for PRS-AND 5-yearly BOP classification.
Hourly activities:
08:30 - 12:00: Skidded rig to f-12.
12:00 - 14:30: Changed to workover hatch on f-12.
14:30 - 19:00: Waited for production department to bean up f-14 and shut in f-12 for leak testing and handover. Meanwhile built new cable head lbs) and leak tested cable rams in BOP.
19:00 - 00:00: Waited on production department to prepere well for handover. Meanwhile held prejob meeting with all night shift personnel involved in operation.

24-hour summary: Waited on access to well. Took over well. Rigged up WL riser and BOP.