Hourly activities:
00:00 - 01:00: Displaced cement with 89,5 m3 4080 strokes seawater at 3000 LPM. Slowed down to 1200 LPM SPP 70 bar prior to bumping plug. Bumped plug with 140 bar and held pressure for 10 min OK. Lined back to cement unit and bled back 940 liter before returns stopped.
01:00 - 02:30: Disconnected cement line. Released cart with 5 righthand turns according to vetco instructions. Broke out and laid down cement head with pup. Put in two sponges to clean pipe.
02:30 - 04:00: Picked up cart stinger 0,5 m above wellhead. Installed cover on subsea wellhead with ROV. Washed template through drillpipe and cart tool to remove cuttings. Cavitation in string made it hard for ROV to grab onto pipe. Re-positioned ROV to right below cart stinger. Stepped up rate to 4500 LPM and washed template while moving pipe with ROV. Inspected wellhead cap and template with ROV.
04:00 - 04:15: Performed toolbox talk prior to pulling cart.
04:15 - 06:00: POOH with cart on 5 1/2" HWDP landing string. Laid out two singles on way out. Laid out cart tool.
06:00 - 07:00: Installed vinyl guides in centralizer end tensioning decks. Installed tension ring on centeralizer deck. Meanwhile started cleaning and dredging template with ROV.
07:00 - 07:15: Held toolbox talk before installing spider.
07:15 - 08:00: Moved riser spider to drillfloor and installed same in rotary. Hooked up hydraulics.
08:00 - 08:45: Rigged up bolt tensioner equipment on drillfloor. Brought fairrings, bolts, guides and caps to drillflloor.
08:45 - 09:30: Waited on crane due to helicopter arrival.
09:30 - 09:45: Held toolbox talk prior to picking up the TBC/STRESS joint/lower pup double e.
09:45 - 10:30: Picked up TBC/STRESS joint/lower pup double e by simultaneous lift with deckcrane and TDS. Landed double in riser spider.
10:30 - 11:15: Attempted to perform pre-operational checks on TBC according to vetco instructions, NEG. Observed leakage on minireel hose for hotstab.
11:15 - 14:15: Observed damaged intervall on minireel hose. Cut back minireel to 150 m and reterminated fittings. Prepared 30 m excess undamaged hose for potential extension. Function tested TBC connector according to vetco procedures.
14:15 - 17:15: Picked up 2nd double d by simultaneous lift with deckcrane and TDS, brought to vertical postion. Removed handling tool on flange in rotary. Installed guided pins. Stabbed double d onto flange in rotary. Made up flange according to bandak procedure. Tested connection to 200 bar on flange. Installed fairrings.
17:15 - 22:30: Prepared guidewires with ROV hooks. Built scaffolding around and removed hatches on all wellhead module levels. Removed weatherdeck hatches on f-5 og f-9. Ran guidewires and prepared wire loops in f-4 centralizer deck opening. Ran in with riser, hooked up guidewires at centralizer deck and ran riser and guidwires to sealevel.
22:30 - 22:45: Held toolbox talk prior to picking up 3rd double c.
22:45 - 00:00: Picked up 3rd double c by simultaneous lift with deckcrane and TDS, brought to vertical position. Removed handling tool on flange in rotary. Installed guide pins. Meanwhile ROV attempted to install VX ring on subsea wellhead. Observed grease/shadow on seal surface. Attempted to wash/flush visible. Brought ROV to surface in order to mount brush tooling.

24-hour summary: Prepeared for running high pressure drilling riser. Ran riser to 110 m MD.