Hourly activities:
00:00 - 00:15: Flushed WH area with 2250 LPM/34 bar at 140 m.
00:15 - 00:30: Disconnected TDS. M/u landing stand and connected TDS.
00:30 - 00:45: Recorded up/down weights 82/79 t. RIH slowly with nominal bore protector to setting area.
00:45 - 01:00: Installed 20" nominal bore protector in profile as per procedure. Disconnected TDS. Racked back landing string.
01:00 - 01:15: POOH with jet sub and NBT RT from 132 to 45 m.
01:15 - 01:30: Removed bushings. Re sat NBP RT. Installed bushings. L/d running tool to deck.
01:30 - 01:45: Racked remaining stand of 5 1/2" HWDP and l/d jet sub.
01:45 - 02:15: Cleaned and cleared rig floor.
02:15 - 02:30: Held TBT for RIH with CMT stinger.
02:30 - 02:45: P/u and m/u cement stinger assy.
02:45 - 03:15: RIH with cement stinger on 5 1/2" DP from 5 to 133 m.
03:15 - 04:00: Installed ps21 slips. Tested same.
04:00 - 05:30: Continued RIH with cement stinger on 5 1/2" DP from 133 to 1348 m.
05:30 - 06:00: M/u TDS and broke circulation with 500 LPM, 4 bar at 1350 m.
06:00 - 06:45: Washed down from 1350 m to 1457 m with 500 LPM, 4 bar.
06:45 - 10:15: Circulated and conditioned mud with 3000 LPM, 54 bar, 80 RPM, 2-5 KNM prior to conduct cement job. Totally volume pumped 577 m3. Performed pre-job meeting with crew prior to cement job. Weighted up spacer to 1,6 SG.
10:15 - 10:45: Pumped 6,6 m3 of hi-vis pill and displaced same with 16,55 m3, 1,5 SG OBM at 1500 LPM, 5 bar.
10:45 - 11:00: POOH from 1457 m to 1399 m.
11:00 - 11:30: R/u cement assembly and confirmed correct line up with 20 bar.
11:30 - 13:15: Balanced cement plug from 1399 m to 1298 m. Pumped 21,4 m3 of 1,6 SG spacer with 800 LPM, 3 bar. Trapped 30 bar behind IBOP. Mixed and pumped 22,8 m3 of 2,0 SG cement slurry with x 630 LPM, 18 bar. Displaced the cement to the rig floor with 890 l of drill water. Disconnected cement hose and installed bling cab. Zeroed volume counters. Pumped 1,4 m3 of 1,6 SG spacer. Displaced the cement with 12,7 m3 583 strokes of mud with 3000 LPM, 26 bar at 30 RPM, 3-7 KNM. Pulled out of cement to 1220 m. TOC 1298 m.
13:15 - 13:45: Pulled out of cement from 1399 m to 1220 m. TOC 1298 m.
13:45 - 17:00: Stabed 2 sponge balls in string. Circulated BTM'S up and string clean with 3000 LPM, 45 bar, 50 RPM, 3-5 KNM. Received 75 m3 contaminated mud/spacer to slop.
17:00 - 17:15: Flowchecked well for 15 min. Well static.
17:15 - 17:30: Pumped 2 m3 of 1. 8 SG slug.
17:30 - 19:15: POOH with cement stinger from 1220 m to 18 m.
19:15 - 19:30: Removed PS-21 slips from rotary. Simultaneously function tested BOP.
19:30 - 20:00: R/b stand. L/o mule shoe and x-o.
20:00 - 20:30: B/d cement assembly and l/o same.
20:30 - 21:00: Cleaned and cleared rig floor for excess equipment.
21:00 - 21:15: WOC. Performed pre-job meeting prior to m/u 17 1/2" drilling assembly.
21:15 - 22:30: WOC. M/u 17 1/2" drilling assembly to 23 m.
22:30 - 23:45: WOC. Pulled back to 15 m. Plugged into MWD and uploaded MWD.
23:45 - 00:00: WOC. M/u 17 1/2" drilling assembly to 62 m.

24-hour summary: Flushed WH area. Installed 20" nominal bore protector in profile as per procedure. P/u and m/u cement stinger. RIH to 1457 m. Circulated and conditioned. Set balanced cement plug from 1399 m to 1298 m. POOH to top of cement and circulated BTM'S up and string clean. POOH and LD CMT stinger. WOC, m/u 17 1/2" drilling assembly to 62 m.