Hourly activities:
00:00 - 02:30: Pulled out and l/d ESP assemblies. Removed power cable and instrument line to multi sensor. Disconnected power cable from motor. Recovered 4 ea protectorlisers and 1 ea special XO-CLAMP none left in hole.
02:30 - 03:00: Removed casing tong to set back area. Cleaned and cleared rig floor.
03:00 - 04:00: P/u recovered tubing hanger with RT from deck. B/o RT with chain tongs. Inspected seal areas on th for damages no damages observed. M/u RT to th neck. L/d th with RT to deck.
04:00 - 04:30: Performed TBT for wireline job. R/u WL equipment.
04:30 - 06:00: M/u BHA for multifinger caliper log. Performed operational check of tool string.
06:00 - 07:30: RIH with WL toolstring and corrolated tool at logging depth.
07:30 - 08:15: Opened caliper at 439 m and started logging up at 10 m/min.
08:15 - 08:30: Closed caliper at 18 m. Pulled cable head to surface and hung off in c-plate.
08:30 - 10:00: Waiting for approval of caliper log. Meanwhile performed TBT for r/d WL equipement.
10:00 - 11:00: L/d WL toolstring and r/d WL equipment.
11:00 - 11:15: Cleaned and cleared rig floor.
11:15 - 11:30: Performed TBT for installing bore protector.
11:30 - 13:30: Removed master bushings. M/u running tool and bore protector. RIH on 5 1/2" DP and installed boreprotector. POOH with running tool. R/b DP stand and installed master bushings.
13:30 - 13:45: Performed TBT for running timelock plug.
13:45 - 15:00: P/u timelock plug, RIH with same on 5 1/2" DP to 45 m. Installed diverter inserts.
15:00 - 17:00: RIH w/timelock plug on 5 7/8" DP from 45 m to 369 m. Avg. Tripping speed 162 m/hr.
17:00 - 17:15: Performed TBT for washing down and setting plug.
17:15 - 18:00: Continued RIH from 369 m to 395 m. Lined up to wash top of PBR, verified line up against closed IBOP. Bled off pressure.
18:00 - 18:30: Started to pump drill water at 300 LPM. Increased rate to 1100 LPM 0 bar and washed top of PBR.
18:30 - 20:30: Attempted to set timelock plug according to archer procedures. Made 3 attempts without sucess. Archer rep contacted onshore support for advice. Performed TBT with new crew. Observed that the plug was not at the required setting depth attempted set in 13 3/8" casing. RIH with timelock plug from 395 m to 424 m.
20:30 - 21:30: Washed plug setting area and sat timelock plug according to archer instructions. Top of plug at 420,8 m. Positive indication of plug set. Closed ball valve and applied 30 bar to verify same closed. P/u and released running tool from plug.
21:30 - 22:30: Lined up over shakers. Started pumping drill water from rig pumps. Increased pump rate to 2100 LPM 0 bar and circulated 1 bu.
22:30 - 23:00: Lined up cement unit to drillstring and performed line test against TDS IBOP to 100 bar. Bled back to 10 bar and opened TDS IBOP to confirm line-up.
23:00 - 23:30: Closed overboard valves. Lined up rig pumps and pumped drill water down string and up above diverter packer. Closed diverter packer. Line up to cement unit and attempted to pressure up well to 10 bar from cement unit. No success.
23:30 - 00:00: Checked line up and troubleshot loss of pressure.

24-hour summary: L/d ESP assemblies. Performed multifinger caliper log. Installed boreprotector. RIH and set timelock plug on DP. Attempted to pressure test casing.