Hourly activities:
00:00 - 02:30: Changed out broken bolts in gearbox on dead mans anchor.
02:30 - 03:15: Continued cut and slip operation. Found lock pin on dead mans anchor to be broken.
03:15 - 05:00: Repaired lock pin on dead mans anchor.
05:00 - 05:15: Reset and tested anti collision system.
05:15 - 06:00: Bo side entry sub and kelly cock. Installed double DP. Placed upper cup into the blank pipe.
06:00 - 07:00: Pumped/bull-headed 30 m3 of 1. 03 SG nacl brine. 400 LPM, 4 bar. Increased flow rate to 1490 LPM, 28 bars after 15 m3 pumped.
07:00 - 08:00: Located lower swab cup inside the blank pipe and pumped/bull-headed 20 m3 of 1. 03 SG nacl packer fluid. 1500 LPM, 22 bar.
08:00 - 08:15: Pulled out of hole from 985 m to 930 m. nose above the screen hanger).
08:15 - 10:00: Mixed 90 m3 of 1. 03 SG packer fluid. Not done earlier due to pit capacity.
10:00 - 11:00: Filled annulus with 85 m3 1. 03 SG packer fluid. Loss rate decreased from 2 m3/min to 40 l/min after having displaced in 85 m3 of completion fluid.
11:00 - 11:30: Discussed further operation, could not find any surface reason causing the sudden decrease in loss rate. Decided to re-swab the well.
11:30 - 12:15: Ran in hole from 930 m to 995 m. Filled pipe and observed communication to trip tank, indicating flow past upper cup in blank pipe.
12:15 - 12:45: Swabbed the well 10 times with 30 m strokes m) 30 m/min. Pulled out of hole to 930 m. nose above the screen hanger). Loss rate 1. 2 m3/min. Stopped filling the hole from trip tank and let fluid level in annulus drop to equilibrium.
12:45 - 13:45: Pulled out of hole from 930 m to 270 m. Filled hole with 2 m3/10 stand pulled.
13:45 - 14:00: Changed inserts in hydraulic power slips. Discovered that eye for safety wire on elevator inserts was damaged.
14:00 - 15:30: Welded on new eye for safety wire on elevator insert. Meanwhile greased dolly.
15:30 - 16:30: Was not able to rack back 3 1/5" DP in fingerboard. Initialized system-ok.
16:30 - 17:45: Continued pulling out of hole and lay out swab cup assemblies from 270 m to surface.
17:45 - 18:00: Cleaned and tidied rig floor. Changed inserts in elevator.
18:00 - 18:15: Made up wear bushing running tool. Removed master bushing.
18:15 - 19:15: Ran in hole. Engaged to wear bushing. Pulled out of hole with wear bushing. Lo wear bushing and wear bushing running tool.
19:15 - 20:15: Made up riser/wellhead wash tool. Ran in hole and washed wellhead area with 1500 LPM, 5 bars. Past wellhead area 3 times. Pulled out and bo wellhead wash tool.
20:15 - 21:30: Made up and racked back tubing hanger assembly.
21:30 - 00:00: Held pre job meeting prior to RU for running ESP. Rigged up and spot equipment.

24-hour summary: Pumped/bull-headed 30 m3 of 1. 03 SG nacl brine. Pulled lower cup into blank pipe and pumped/bull-headed 20 m3 of 1. 03 SG nacl packer fluid. Pulled above screen hanger and filled annulus with 1. 03 SG packer fluid. Observed that loss rate decreased from 2 m3/min to 40 l/min. Ran in hole and re-swabbed the well. Pulled above screen hanger and observed losses 1. 2 m3/min. Pulled out of hole from 930 m to 270 m. Welded on new eye for safety chain on elevator insert. Trouble shot on PRS and fingerboard. Pulled out of hole and lo swab cup assemblies. Pulled wear bushing. Washed wellhead area. Made up and racked back tubing hanger assembly. RU and spot ESP equipment. Made up ESP assemblies and connected cable.