Hourly activities:
00:00 - 03:00: Conducted fishing operations risk assessment. Meanwhile spotted wireline unit on cantilever deck. Performed general rig mainenance.
03:00 - 06:00: Waited on additional fishing equipment to be delivered to rig on spud boat olympic taurus eta 10 30 hrs. 11/03/13 meanwhile performed general rig maintenance, build reserve spud mud and hi-vis pill and commisioned mi-swaco enviro unit.
06:00 - 11:30: Evaluated situation and discussed same with town. Prepared plans for various fishing scenarios and worked on risk analysis for same. Additional fishing equipment arrived at rig onboard spud boat olympic taurus at 11 10 hrs. Offloaded spud boat olympic taurus and transfered fishing equipment to cantilever deck.
11:30 - 14:30: Prepared fishing BHA with rotary cover inplace. In discussion with town finalised configuration of first fishing run. Performed risk assesment of same and presented to onshore/offshore management. Requested production to shut-in wells f-7, f-12 and f-14 at 14 30 hrs. Meanwhile prepared for fishing operations. ROV observed fish slipping down ca. 20 cm/hr inside template guide funnel.
14:30 - 17:30: Held pre-job meeting with all involved personal. M/u fishing BHA spear assembly to attempt to engage 3" id opening at top of fish. Production confirmed wells f-7, f-12 and f-14 shut-in at 16 01 hrs.
17:30 - 19:00: Removed hatches on lower decks and hole cover. RIH to 80 m with 2 13/16" ITCO spear fishing assembly on 5 1/2" DP to 137 m. ROV located fishing assembly observed same as string was lowered down to above TOF to 141 m called in ROV to inspect top of fish Meanwhile ROV positione to guide 2 13/16" ITCO spear into funnel guide.
19:00 - 21:00: Attempted to engage 2 13/16" ITCO spear into fish. ROV guided 2 13/16" ITCO spear bull nose ca. 5 cm into opening TOF at 143 m seabed at 144 m). Worked string 5 RPM, 2knm, set down weight 0-2 MT and attempted to RIH spear grapple into TOF and engage same. Pulled back and inspected TOF and bull nose with ROV. Evaluated situation, informed production that fishing assembly would be POOH.
21:00 - 21:30: POOH from 139 m to surface. L/o 2 13/16" ITCO spear and m/u 2 1/2" 3 5/8" taper tap.
21:30 - 22:00: Evaluated situation and prepared detailed operations procedure.
22:00 - 23:00: Held pre-job meeting. Attached ROV handling sling to 2 1/2" 3 5/8" taper tap assembly and secured same. Informed production of forward fishing operation and RIH to 138 m observing fishing string with ROV from 75 m to template. Recorded up/down weight 76/72 MT. Meanwhile ROV visual from 75m to template at seabed.
23:00 - 23:30: RIH taper tap assembly and entered TOF at 143 m. Engaged fish with 2 1/2" 3 5/8" taper tap assembly with 5 RPM, 3 KNM in 2" increments into fish.
23:30 - 00:00: Picked up 8 MT and confirmed 2 1/2" 3 5/8" taper tap assembly engaged in TOF. Pulled out with fish to above guide funnel. ROV engaged pre-made sling and pulled fish clear of template. Lowered fish and set down same on seabed. 2 1/2" 3 5/8" taper tap assembly disengaged and fish layed down on seabed. fish located 11 m clear of template, fish heading 300 degrees orientated forward aft under rig.

24-hour summary: Pulled out fish and layed down same on seabed.