bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
09:30 - 09:45: Report continuing from well 15/9-f-99, report performed prejob meeting prior to pick up and make up 8 1/2" bottom hole assembly.
09:45 - 11:15: Picked up and made up 8 1/2" bottom hole assembly to 47m MD.
11:15 - 13:30: Uploaded and iniated testrak and ontrak/copilot.
13:30 - 14:00: Picked up float sub and stabilizer. Washed and cleaned all ports.
14:00 - 15:00: Installed radioactive sources.
15:00 - 16:45: Picked up and made up 8 1/2" bottom hole assembly from 50m to 198m.
16:45 - 17:15: Changed to 5 1/2" handling equipment.
17:15 - 18:45: Ran in hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 198m to 1005m. Average tripping speed 530 m/hr.
18:45 - 19:30: Filled pipe. Performed shallow test of MWD tools.
19:30 - 21:00: Ran in hole with 8 1/2" bottom hole assembly from 1005m to 2013m. Average tripping speed 672 m/hr.
21:00 - 21:15: Filled drillpipe.
21:15 - 22:45: Ran in hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 2013m to 2981m. Average tripping speed 645 m/hr.
22:45 - 23:45: Performed choke drill.
23:45 - 00:00: Established circulation with 1500 LPM, 121 bar and 30 RPM. Washed in hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 2981m to 3027m.

24-hour summary: Picked up and made up 8 1/2" bottom hole assembly. Ran in hole with 8 1/2" bottom hole assembly to 2981m MD. Performed choke drill. Washed in hole with 8 1/2" bottom hole assembly to 3027m MD.
Hourly activities:
00:00 - 00:15: Washed in hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe with 1500 LPM and 30 RPM from 3027m MD to 3044m MD. Tagged top of cement at 3044m MD with 5mt.
00:15 - 04:00: Established parameters at 2000 LPM, 192-200 bar and 60 RPM. Drilled through top wiper plug from 3044m MD to 3047m MD. Meanwhile increased mud weight from 1. 28 SG to 1. 32 SG.
04:00 - 08:00: Drilled shoetrack and shoe from 3047m MD to 3090m MD with 2000-2200 LPM, 198-206 bar, 60-80 RPM, 7-15 KNM and 5-8mt.
08:00 - 09:15: Drilled and cleaned out rat hole from 3090m MD to 3097m MD in 1m increments.
09:15 - 09:45: Drilled 3 meter of new formation from 3097m MD to 3100m MD with 2300 LPM, 189 bar, 80 RPM, 12-18 KNM, 3-6 MT and 1. 49 SG ECD.
09:45 - 10:45: Circulated and conditioned mud prior to perform fit.
10:45 - 11:00: Flushed lines and performed line test to 200 bar for 10 minutes.
11:00 - 11:30: Performed fit to 1. 60 SG by applying 80 bar down drill string and annulus with 1. 32 SG mud for 10 minutes. Pumped 650 liters, bled 600 liters back.
11:30 - 11:45: Performed slow circulation rates.
11:45 - 00:00: Drilled and oriented 8 1/2" hole from 3100m MD to 3306m MD with 2200 LPM, 201-210 bar, 110-140 RPM, 10-20 KNM, 1. 52-1. 55 SG ECD, 6-10 MT. Drilling ROP 30 m/hr. Average ROP connections) 17 m/hr.

24-hour summary: Drilled out and cleaned shoetrack and rathole to 3097m MD. Drilled 3 meters of new formation to 3100m MD. Performed fit to 1. 60 SG. Drilled and oriented 8 1/2" hole from 3100m MD to 3306m MD.
Hourly activities:
00:00 - 01:45: Drilled and oriented 8 1/2" hole from 3306m MD to 3343m MD with 2250 LPM, 201-204 bar, 140 RPM, 16-24 KNM, 1. 52-1. 53 SG ECD, 7-8 MT. Drilling ROP 30 m/hr. Average ROP connections) 21. 1 m/hr
01:45 - 02:00: Recycled pumps due to bad survey.
02:00 - 07:15: Drilled and oriented 8 1/2" hole from 3343m MD to 3465m MD with 2250 LPM, 203-206 bar, 140 RPM, 13-22 KNM, 1. 53-1. 55 SG ECD, 7-8 MT. Drilling ROP 30 m/hr. Average ROP connections) 23. 2 m/hr.
07:15 - 07:30: Performed TD survey.
07:30 - 09:45: Circulated hole clean with 2400 LPM, 238-240 bar and 140 RPM.
09:45 - 10:15: Performed flowcheck prior to start perform pressure surveys for 15 minutes well static. Meanwhile performed prejob meeting prior to start performing pressure surveys.
10:15 - 10:45: Downlinked MWD tools.
10:45 - 11:15: Relogged interval from 3462m MD to 3452m MD with 2100 LPM, 190 bar.
11:15 - 12:15: Pulled wet out of hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 3452m MD to 3365m MD.
12:15 - 12:30: Performed sticky test prior to start pressure surveys.
12:30 - 16:45: Performed pressure surveys with testrak at 3362. 4 m MD 3333. 9 m MD 3328. 4 m MD 3323. 4 m MD 3312. 9 m MD 3305. 9 m MD 3298. 9 m MD 3293. 4 m MD 3287. 4 m MD 3279. 4 m MD
16:45 - 19:00: Relogged interval from 3253 3214m MD with 2200 LPM, 187 bar and 60 RPM.
19:00 - 19:15: Performed flowcheck prior to start pulling out of hole with 8 1/2" bottom hole assembly in open hole for 15 minutes well static.
19:15 - 20:00: Pumped slug and dropped 3" drift.
20:00 - 20:45: Pulled out of hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 3237m MD to 3090m MD at 240 sec/stand.
20:45 - 21:00: Pulled out of hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 3090m MD to 2985m MD at 210 sec/stand.
21:00 - 21:15: Performed free torque readings for liner hanger reference.
21:15 - 21:30: Performed flow check prior to pull out of hole with 8 1/2" bottom hole assembly in cased hole for 15 minutes well static.
21:30 - 22:00: Pulled out of hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 2985m MD to 2750m MD at 210 sec/stand.
22:00 - 23:00: Pulled out of hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 2750m MD to 2400m MD at 180 sec/stand.
23:00 - 00:00: Pulled out of hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 2400m MD to 1926m MD at 120 sec/stand.

24-hour summary: Drilled and oriented 8 1/2" hole from 3306m MD to 3465m MD. Circulated hole clean. Performed pressure surveys with testrak. Pulled out of hole with 8 1/2" bottom hole assembly to 1926m MD.
Hourly activities:
00:00 - 00:30: Pulled out of hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 1926m MD to 1600m MD at 1. 5 min/stand. Average pulling speed 600 m/hr
00:30 - 02:30: Pulled out of hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 1600m MD to 386m MD at 1 min/stand. Average pulling speed 620 m/hr
02:30 - 02:45: Performed flowcheck prior to pull bottom hole assembly through BOP for 15 minutes well static. Meanwhlie performed prejob meeting prior to brake out and lay down 8 1/2" bottom hole assembly.
02:45 - 06:30: Pulled out and laid down 8 1/2" bottom hole assembly to 47m MD. Removed radioactive sources.
06:30 - 08:00: Downloaded MWD tools.
08:00 - 09:00: Pulled out and laid down 8 1/2" bottom hole assembly from 47m MD to deck.
09:00 - 10:00: Removed excess equipment from drill floor. Cleaned and cleared rig floor.
10:00 - 10:15: Performed prejob meeting prior to rig up to run 7" liner.
10:15 - 11:45: Rigged up to run 7" liner.
11:45 - 12:45: Moved rollers and connected hydraulic power. Meanwhile serviced travelling block and dolly.
12:45 - 13:00: Performed prejob meeting prior to run 7" liner.
13:00 - 16:00: Picked up and made up FMS. Picked up shoe to rotary. Verified floats by hosing water through it. Picked up and made up 3 x intermediate joints and landing collar pup to 60m MD. Crane used for picking up shoe track joints due to hydraulic leak on catwalk.
16:00 - 19:30: Ran 7" liner from 60m MD to 334m MD. Filled liner every 5th joint.
19:30 - 20:15: Experienced problems with casing tong guide arm. Not possible to retract due to faulty shuttle valve. Attempted to repair shuttle valve no go. Continued in manual mode.
20:15 - 22:00: Ran 7" liner from 334m MD to 474m MD. Filled liner every 5th joint.
22:00 - 22:15: Changed handling equipment and removed power rollers. Meanwhile performed prejob meeting prior to pick up and make up 7" liner hanger assembly.
22:15 - 00:00: Broke out and laid down fill up crossover. Picked up 7" liner hanger assembly. Made up and installed ball seat and wiper plugs.

24-hour summary: Pulled out of hole with 8 1/2" bottom hole assembly on 5 1/2" drill pipe from 1926m MD, and laid down same to deck. Rigged up to run 7" casing. Ran 7" liner to 474m MD. Picked up and made up 7" liner hanger assembly.
Hourly activities:
00:00 - 00:30: Continued circulating out spacer and excess cement at 2000 LPM and 183 bar. Diverted 20m3 spacer and excess cement to slop.
00:30 - 02:00: Broke out cement head, 3 meter pup and 2 drill pipe singles. Laid down same to deck. Inserted 2 x wiper balls and circulated same through string.
02:00 - 07:00: Pumped slug. Pulled out of hole with liner hanger running tool on 5 1/2" drill pipe from 2970m MD to 230m MD.
07:00 - 07:15: Performed prejob meeting prior to pull out of hole with liner hanger running tool.
07:15 - 07:30: Removed ps21 slips and installed master bushings.
07:30 - 07:45: Pulled out of hole with liner hanger running tool on 5 1/2" drill pipe and 5 1/2" heavt weight drill pipe from 230m MD to 24m MD.
07:45 - 08:45: Pulled out of hole and laid down liner hanger running tool to deck.
08:45 - 09:30: Cleaned and tidied rig floor.
09:30 - 10:30: Performed BOP function test.
10:30 - 11:15: Picked up and made up jetting sub and ran in hole to 15m MD. Jetted BOP with 3000 LPM.
11:15 - 11:45: Changed handling equipment.
11:45 - 12:15: Picked up and made up cleanout assembly.
12:15 - 13:00: Moved power rollers. Installed 3 1/2" auto slips and dog collar.
13:00 - 13:15: Performed prejob meeting prior to pick up and make up 3 1/2" drill pipe from deck.
13:15 - 17:15: Ran in hole with cleanout assembly on 3 1/2" drill pipe to 404m MD. Average trip speed 101 m/hr.
17:15 - 17:30: Changed to 5 1/2" handling equipment.
17:30 - 18:45: Picked up and made up well commisioner assembly, circulating sub and well patroler assembly.
18:45 - 19:00: Installed PS 21 slips.
19:00 - 19:15: Performed prejob meeting prior to run in hole with cleanout assembly.
19:15 - 20:30: Ran in hole with cleanout assembly from 404m MD to 1040m MD 5/8" scraper at 600m MD).
20:30 - 21:45: Established circulation with 1500 LPM, 58 bar and 40 RPM and scraped and cleaned area from 592m MD to 623m MD.
21:45 - 00:00: Ran in hole with cleanout assembly from 1040m MD to 2163m MD.

24-hour summary: Circulated out excess spacer and cement. Pulled out of hole with liner hanger running tool and laid down same. Picked up and made up cleanout assembly and ran in hole to 2163m MD.
Hourly activities:
00:00 - 01:30: Continued displacing well to 1. 03 SG brine. Observed large amounts of foam in flowline.
01:30 - 01:45: Prepared to perform pressure test. Lined up to cement unit and pressured up same to 20 bar. Opened lo-torque and verified pressure drop.
01:45 - 02:30: Pressure tested well to 345 bar for 10 minutes OK. Pumped a total of 1700 liters, bled 1700 liters back.
02:30 - 03:00: Performed flowcheck for 30 minutes with 1. 03 SG brine well static.
03:00 - 08:30: Pulled out of hole with cleanout assembly on 5 1/2" drill pipe from 3402m MD to 1042m MD.
08:30 - 08:45: Observed hole not taking correct volume of mud while tripping out performed flowcheck for 15 minutes with 1. 03 SG brine well static.
08:45 - 09:00: Pumped 10m3 1. 03 SG brine at 1800 LPM, 64 bar and 90 RPM.
09:00 - 09:30: Performed flowcheck for 30 minutes with 1. 03 SG brine well static.
09:30 - 11:30: Pulled out of hole with cleanout assembly on 5 1/2" drill pipe from 1042m MD to 464m MD.
11:30 - 11:45: Performed flowcheck for 15 minutes with 1. 03 SG prior to pull cleanout assembly through BOP well static.
11:45 - 12:30: Laid down cleanout assembly, magnet, circulation sub and well commissioner.
12:30 - 13:00: Changed to 3 1/2" handling equipment.
13:00 - 14:00: Pulled out of hole with cleanout assembly on 3 1/2" drill pipe from 420m MD to 220m MD. Laid 3 1/2" drill pipe singles out to cantilever.
14:00 - 15:00: Calibrated HTS arm.
15:00 - 17:30: Pulled out of hole with cleanout assembly on 3 1/2" drill pipe from 420m MD to 10m. Laid 3 1/2" drill pipe singles out to cantilever.
17:30 - 17:45: Laid down cleanout assembly to deck.
17:45 - 18:00: Changed to 5 1/2" handling equipment.
18:00 - 18:30: Picked up and made up 9. 5" drift and crossover. Installed ps21 slips.
18:30 - 19:00: Ran in hole with 9. 5" drift to 139m MD. Attempted to enter 10 3/4" casing with 9. 5" drift no go. Observed 4mt weight. Rotated pipe 1/2 turn and attempted to enter 10 3/4" casing no go.
19:00 - 19:30: Pulled out of hole with 9. 5" drift on 5 1/2" drill pipe from 139m MD.
19:30 - 20:00: Broke out drift assembly and crossover. Laid out same to cantilever.
20:00 - 21:45: Picked up and made up well protector assembly and crossover. Made up 4 stands 5 1/2" drill pipe and magnetosweep, jetting sub and crossover. Ran in hole with cleanout assembly on 5 1/2" drill pipe to 312m MD jet at 139m MD).
21:45 - 22:30: Spaced out and shut well in on middle pipe ram. Displaced choke manifold and poorboy to seawater.
22:30 - 23:15: Displaced riser to seawater at 1500 LPM.
23:15 - 00:00: Jetted riser with seawater from 139m MD to 85m MD.

24-hour summary: Displaced well to 1. 03 SG brine. Pressure tested well to 345 bar with 1. 03 SG brine. Pulled out of hole with cleanout assembly from 3402m MD. Laid down same to deck. Attempted to enter casing with 9. 5" drift no go. Displaced riser to seawater. Jetted riser and BOP.
Hourly activities:
00:00 - 01:30: Continued nippling down BOP and placed back on carrier.
01:30 - 01:45: Performed prejob meeting prior to rigging up to pull high pressure drilling riser.
01:45 - 07:00: Rigged up to pull high pressure drilling riser. Picked up and made up claxton tool to 5 1/2" drill pipe. Landed off claxton tool to NT-2 connector. Verified make up by applying 5mt overpull.
07:00 - 07:15: Performed prejob meeting prior to rig down tensioning system.
07:15 - 12:30: Rigged down tension cylinders and tension ring. Rigged up sheaves for running guide wires. Meanwhile prepared 24" elevator, c-plate and bails on rig floor.
12:30 - 14:30: Ran guide wire on tugger to seabed. ROV attached same.
14:30 - 15:00: Ran hot stab to seabed and installed same in tieback connector with ROV.
15:00 - 16:30: Pressured up hot stab connection to 3000 psi. Unlatched tieback connector and picked riser off wellhead.
16:30 - 16:45: Retrieved hotstab and reinstalled dummy stab.
16:45 - 17:15: Picked up clear of wellhead and retrieved VX gasket with ROV. Installed debris cap on wellhead.
17:15 - 17:30: Performed prejob meeting prior to pull out of hole with riser.
17:30 - 18:15: Pulled up with tieback connector and high pressure drilling riser. Racked back 5 1/2" drill pipe stand. Removed crossover.
18:15 - 19:00: Removed master bushings and outer ring. Prepared to install riser spider and hydraulic hoses.
19:00 - 19:15: Performed prejob meeting prior to install riser spider.
19:15 - 20:15: Installed riser spider and function tested same.
20:15 - 20:30: Performed prejob meeting prior to pull high pressure drilling riser out of hole and lay out same to cantilever.
20:30 - 21:00: Picked up BOP joint and closed spider dogs. Installed c-plate and side door elevator onto spider. Landed off BOP joint in side door elevator on top of spider.
21:00 - 22:15: Disconnected BOP joint. Laid out BOP joint and claxton tool to cantilever.
22:15 - 23:15: Removed BX-ELEVATOR and attached bails to side door elevator. Picked up tension joint and set in spider.
23:15 - 00:00: Disconnected tension joint and laid out same to cantilever.

24-hour summary: Nippled down BOP and riser. Rigged down tensioning cylinders and tension ring. Rigged up to pull high pressure drilling riser. Pulled BOP joint and stress joint out of hole and laid out same to deck.
Hourly activities:
00:00 - 03:00: Pulled double riser joint pup and splash zone joint). Disconnected same and laid out to cantilever.
03:00 - 04:30: Pulled double riser joint joint and Disconnected same and laid out to cantilever.
04:30 - 07:00: Pulled single joint Disconnected same and laid out to cantilever.
07:00 - 09:00: Retrieved guidelines from seabed.
09:00 - 10:30: Pulled single joint Disconnected same and laid out to cantilever.
10:30 - 12:00: Pulled lower riser pup joint. Disconnected same and laid out to cantilever.
12:00 - 12:45: Laid out stress joint and tieback connector to cantilever.
12:45 - 13:30: Transferred tension rings and wellhead equipment to rig floor.
13:30 - 00:00: Waited on weather. Meanwhile performed general maintenance. Serviced forward and aft pipe racking systems.

24-hour summary: Retrieved high pressure drilling riser. Waited on weather.
Hourly activities:
00:00 - 00:00: Waited for weather. Time significant waveheight wind speed 00 00 1. 7 m 8. 0 kt 06 00 1. 4 m 23. 0 kt 12 00 4. 2 m 34. 0 kt 18 00 5. 0 m 21. 0 kt 24 00 3. 2 m 17. 0 kt meanwhile performed general maintenance. Split tension ring. Moved tension ring to moon pool. Installed tension ring. Performed 5 year choke manifold service. Installed top cover onto f-1 split hatch. Greased and inspected top drive and travelling block. Housekeeping.

24-hour summary: Waited on weather for running production riser.
Hourly activities:
00:00 - 00:00: Waited for weather for running production riser. Time significant waveheight wind speed 00 00 3. 2 m 17. 0 kt 06 00 2. 9 m 8. 0 kt 12 00 2. 3 m 15. 0 kt 18 00 1. 9 m 16. 0 kt 24 00 3. 6 m 22. 0 kt meanwhile performed general maintenance. Continued performing 5 year choke manifold service. Cleaned pits. Lifted wing valves for multibowl to rig floor. Lowered same through rotary. Changed bladders on koomey bottles. Pressure tested BOP on stump to 345 bar. Housekeeping.

24-hour summary: Waited on weather for running production riser.
Hourly activities:
00:00 - 00:00: Waiting on weather for running production riser. Time significant waveheight wind speed 00 00 3. 6 m 22. 0 kt 06 00 3. 6 m 24. 0 kt 12 00 3. 5 m 22. 0 kt 18 00 2. 8 m 18. 0 kt 24 00 2. 6 m 13. 0 kt meanwhile changed out wires on moonpool tuggers. Changed oil cooler on top drive. Greased manifolds. Performed drive chain check on mud pump Performed general mainenance.

24-hour summary: Waited on weather for running production riser.
Hourly activities:
00:00 - 11:00: Waiting on weather. Time significant waveheight wind speed 00 00 2,5 m 14. 0 kt 06 00 2,2 m 9. 0 kt at 09 40 hrs commenced shut down of production. At 11 00 hrs production shut down completed. Meanwhile pressure tested kill and choke manifold, standpipe manifold, upper and lower ibops. Performed general maintenance and housekeeping. Troubleshot leak on TDS oil cooler, repaired same. Prepared riser guide funnel on deck.
11:00 - 11:15: Performed pre-job meeting prior to run riser guide funnel.
11:15 - 13:45: Installed riser guide funnel on wellhead.
13:45 - 15:00: Waited on the crane handling supply vessel. Meanwhile performed general maintenance and housekeeping.
15:00 - 15:15: Performed pre-job meeting prior to removal of split hatch.
15:15 - 16:15: Removed split hatch. Meanwhile ROV installed VX ring. Performed pre-job meeting prior to make up landing string
16:15 - 17:00: Installed lifting nubbing onto riser tension joint on deck.
17:00 - 17:15: Performed pre-job meeting prior to run riser.
17:15 - 20:15: Picked up tieback connector and stress joint and landed same in rotary. Picked up and made up riser pup joint to stress joint. Installed fairings. Lowered production riser through rotary to test connector.
20:15 - 21:30: Function tested tieback connector.
21:30 - 23:45: Picked up standard riser joint made up to riser pup joint. Pressure tested flange connection.
23:45 - 00:00: Installed flange protection fairings.

24-hour summary: Waited on weather. Ran production riser.
Hourly activities:
00:00 - 00:15: Installed guide wires and ROV hooks.
00:15 - 01:45: Picked up standard riser joint and made up to riser joint Inspected seal faces and installed IX-14 ring gasket. Made up flange connection with bolt tensioner. Pressure tested flange connection to 3000 psi through test port, OK. Installed fairings.
01:45 - 02:15: Ran guideline wires to seabed and attached same to template.
02:15 - 10:00: Waiting on weather. Time significant waveheight wind speed 03 00 2,5 m 22,0 kt 06 00 2,2 m 16,0 kt 09 00 2,1 m 10,0 kt meanwhile performing planned maintenance and housekeeping. Replaced faulty fingers in DP fingerboard. Performed pre-job meeting prior to run production riser.
10:00 - 12:00: Picked up standard riser joint and made up to riser joint Inspected seal faces and installed IX-14 ring gasket. Made up flange connection with bolt tensioner. Pressure tested flange connection to 3000 psi through test port, OK. Held pre-job meeting prior to run through splash zone. Lowered riser through splash zone and sat in riser spider. Installed fairings.
12:00 - 13:30: Picked up standard riser joint and made up to riser joint Inspected seal faces and installed IX-14 ring gasket. Made up flange connection with bolt tensioner. Pressure tested flange connection to 3000 psi through test port, OK. Lowered riser and sat in riser spider. Installed fairings.
13:30 - 14:45: Picked up riser splash zone joint and made up to riser joint Inspected seal faces and installed IX-14 ring gasket. Made up flange connection with bolt tensioner. Pressure tested flange connection to 3000 psi through test port, OK. Lowered riser and sat in riser spider. Installed fairings.
14:45 - 16:00: Picked up upper riser pup joint and made up to riser splash zone joint. Inspected seal faces and installed IX-14 ring gasket. Made up flange connection with bolt tensioner. Pressure tested flange connection to 3000 psi through test port, OK. Lowered riser and sat in riser spider. Installed fairings.
16:00 - 18:15: Picked up riser tension joint and made up to splash zone joint. Inspected seal faces and installed IX-14 ring gasket. Made up flange connection with bolt tensioner. Pressure tested flange connection to 3000 psi through test port, OK. Lowered riser and sat in riser spider. Installed fairings.
18:15 - 18:30: Disconnected riser running tool from riser tension joint and cleaned seal face.
18:30 - 19:00: Picked up pre-made landing string.
19:00 - 19:15: Performed pre-job meeting with oncoming crews.
19:15 - 20:00: Made up pre-made riser running tool to tension joint.
20:00 - 20:15: Held pre-job meeting prior to landing production riser.
20:15 - 20:30: Made up TDS to riser running tool and removed hang off plates.
20:30 - 22:00: Lowered riser to safe distance above riser landing guide funnel. Verified VGX ring installed with ROV. Stabbed riser into vertical guide and onto WH.
22:00 - 00:00: Removed riser guide funnel.

24-hour summary: Ran production riser.
Hourly activities:
00:00 - 00:30: Continued to remove riser guide funnel.
00:30 - 01:15: Lowered hot stab and connected same to tieback connector using ROV.
01:15 - 02:30: Landed off tieback connector on wellhead with 15 ton. Locked connector by applying 3000 psi until stroke indicator indicated fully set.
02:30 - 02:45: Performed 10 ton overpull test to verify connector fully latched.
02:45 - 04:15: Recovered riser guide funnel to deck. Att 04 15 hrs started production as per simops procedure. Meanwhile removed riser spider from rotary. Filled riser. Confirmed line up from cement unit and tested lines to 20 200 bar 5 10 min.
04:15 - 05:30: Pressure tested production riser to 20 200 bar 5 10 min. Pumped 670 liter. Took 650 liter return.
05:30 - 06:15: Flushed tieback connector control lines. Sat all valves to parking position. Recovered hot stab.
06:15 - 08:00: Retrived guide line wires to surface.
08:00 - 14:30: Installed riser centralizers, tension ring and tension cylinders.
14:30 - 16:45: Performed pre-job meeting. Performed 3d survey to verify correct cutting height of production riser.
16:45 - 00:00: Waited on parts for cutting tool. Meanwhile performed planned maintenance and housekeeping. Moved multi bowl to drill floor. Transferred x-mass tree from deck to moonpool.

24-hour summary: Landed production riser. Pressure tested production riser. Installed riser tension system.