Hourly activities:
00:00 - 00:30: Closed SV. Pressure tested XMT flowcross to 30/200 bar 5/10 min OK. Bled off pressure to closed drain and closed KWV.
00:30 - 00:45: Held toolbox talk for rigging up WL.
00:45 - 02:45: Lifted up WL lubricator and upper sheave. Rigged up lower sheave. Connected cable head to WL tractor and pulled same into lubricator. Built PLT toolstring using tugger. Stabbed PLT toolstring into WL riser and connected to WL tractor.
02:45 - 03:30: Performed electrical checks of PLT and WL tractor according to schlumberger/welltech procedures.
03:30 - 05:15: Made up quick union between WL riser and lubricator. Lined up to pump from cement unit. Filled lubricator with MEG. Pressure tested WL rig up to 30/200 bar 5/10 min OK. Bled off pressure to cement unit and inflow tested check valve in bleed off line to 200 bar differential OK. Meanwhile held wellcontrol drill/brief and toolbox talk prior to RIH. Bled off pressure to 20 bar to closed drain. Closed KWV. Opened HMV, pressure above DHSV 0,5 bar. Opened KVW.
05:15 - 06:00: Pumped MEG to equalize across DHSV. Pumprate 130 l/min.
06:00 - 06:30: Pumped MEG to equalize DSHV. Pumprate 130 LPM. Got pressure build up and pressure levelled out at 103,9 bar. Total volume pumped 6,3 m3. Equalised across SV with seawell pump and opened same. Closed KWV and bled down pressure on line to closed drain.
06:30 - 07:00: RIH with PLT/TRACTOR toolstring on 7/16" EWL from 22 m to 500 m MD. Ran carfully through DHSV at 492 m MD.
07:00 - 08:00: Performed toolbox talk/handover meeting. Conducted well control drill.
08:00 - 09:00: RIH with PLT/TRACTOR toolstring on 7/16" EWL from 500 m to 2543 m MD.
09:00 - 09:30: RIH with PLT/TRACTOR toolstring on 7/16" EWL from 2543 m to 2982 m MD. Correlated depth against reference log.
09:30 - 10:00: Performed PLT calibration passes from 2840 m to 2900 m MD.
10:00 - 10:15: RIH with PLT/TRACTOR toolstring on 7/16" EWL from 2900 m to 3092 m MD. Not able to progress further with out tractor.
10:15 - 11:00: Powered up tractor and RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3092 m to 3395 m MD.
11:00 - 12:00: POOH with PLT/TRACTOR toolstring on 7/16" EWL from 3395 m to 2950 m MD. Took stationary PLT readings at 3333 m MD 3304 m MD 3173 m MD 3040 m MD 2950 m MD no x-flow recorded.
12:00 - 12:45: RIH to 3057 m MD and powerd up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3057 m to 3395 m MD.
12:45 - 13:30: Made upwards logging pass from 3395 m to 2950 m MD at 10 m/min.
13:30 - 14:15: RIH to 3006 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3006 m to 3395 m MD.
14:15 - 14:30: Made upwards logging pass from 3395 m to 2950 m MD at 20 m/min.
14:30 - 15:15: RIH to 3005 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3005 m to 3395 m MD.
15:15 - 15:30: Made upwards logging pass from 3395 m to 2950 m MD at 30 m/min.
15:30 - 16:15: RIH to 3016 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3016 m to 3395 m MD.
16:15 - 17:00: Made upwards logging pass from 3395 m to 2950 m MD at 30 m/min. Picked up to 2900 m MD. WL stand-by for flowing well. Equalised across and opened PVW.
17:00 - 18:30: Beaned up well in increments to 1500 sm3/d. Got production shut down due to high level on separator.
18:30 - 00:00: Waited on production department to start up production. Production on f-14 commenced at 23 15.

24-hour summary: Equalised across DHSV and SV. RIH on WL to 2543 m MD. Correlated depth. Performed PLT calibration. Took stationary PLT readings as per program from 3333 m to 2950 m MD. Beaned up well to 1500 sm3/d. Production shut down. Waited on production. Beaned up well to 1600 sm3/d. Took stationary PLT readings as per program from 3333 m to 2950 m MD.