bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 00:30: RIH with BHA 1rr from 3470 m to 3592 m.
00:30 - 00:45: Engaged tractor and RIH with BHA 1rr from 3592 m to 3700 m.
00:45 - 03:00: Unable to pass restriction at 3700 m Attempted to work passed restriction from 3660 m to 3700 m.
03:00 - 04:15: Pulled back to 3300 m. RIH with BHA 1rr on wireline from 3300 m to 3557 m. Engaged tractor and RIH with BHA 1rr on WL tractor from 3557 m to 3750 m. Performed pick-up test and confirmed tool depth.
04:15 - 05:15: RIH with BHA 1rr on WL tractor from 3750 m to 3919 m
05:15 - 07:00: RIH with BHA 1rr on WL tractor from 3919 m to 4570 m
07:00 - 12:00: Performed correlation run from 4570 m to 3900 m. Observed wireline jumped spool grove.
12:00 - 12:45: Payed out wireline and re-spooled to 4160 m.
12:45 - 14:15: Performed correlation run from 4160 m to 4580 m
14:15 - 14:30: Bleed off well head pressure from 80 bar to 39 bar. Positioned guns at perforating interval 1 between 4539 m to 4527 m and fired guns, good indication of guns fired. Well head pressure stabilized at 34. 7 bar.
14:30 - 18:15: POOH with perforating BHA 1rr from 4539 m to surface. Observed wireline cable released from tool.
18:15 - 18:30: Closed in well on swap valve and hydraulic master valve HMV
18:30 - 19:00: Evaluated situation and formulated plan forward.
19:00 - 20:30: Inflow tested HMV with 5 bar for 10 min and purged lubricator with nitrogen.
20:30 - 22:30: Broke lubricator connection and secured perforating BHA 1rr with c-plate. Picked-up and verified guns fired. Broke connection above guns and secured tool string inside lubricator and l/o same.
22:30 - 23:30: POOH with gun assembly and l/o same.
23:30 - 00:00: Checked equipment and cleared rig floor

24-hour summary: RIH with perforating BHA 1rr to perforating depth at 4539 m. Perforated interval 1. POOH to tool string inside tool catcher. Wireline cable released from cablehead. Broke lubricator and secured tool string with c-plate. Verified guns fired and l/d lubricator and BHA 1rr.
Hourly activities:
00:00 - 03:00: Builed cablehead and function tested wireline tractor.
03:00 - 04:30: R/u wireline sheave. Tested interface between wireline tractor and logging tools voltage protection module and casing collar locator.
04:30 - 05:00: Held TBT. P/u lubricator and wireline sheave.
05:00 - 06:00: P/u and m/u wireline tractor to cablehead. M/u lubricator and tested tractor communication. Pressure tested in-situ sub to 30/200 bar, 5/10 min.
06:00 - 07:00: Displaced lubricator and pressure tested same to 30/345 bar for 5/10 min.
07:00 - 10:45: Held TBT. Bleed off pressure and broke out lubricator. P/u and m/u perforation gun assembly
10:45 - 11:15: M/u lubricator and pressure tested in-situ sub to 30/345 bar for 5/10 min.
11:15 - 11:30: Equalized wellhead pressure to 35 bar and opened well.
11:30 - 14:30: RIH with perforation BHA 2 on wireline from surface to 3360 m. length 30. 85m, MAX od 4. 5 in, tool weight 1184. 65 kg) WHP 34. 7 bar
14:30 - 16:30: RIH with perforation BHA 2 on wireline tractor from 3360 m to 4564 m.
16:30 - 19:00: Correlated across perforation interval and positioned gun with top shot at 4500 m WHP 33 bar.
19:00 - 19:15: Perforated interval from 4488 m to 4500 m. Wellhead pressure stabilized at 35 bar.
19:15 - 23:00: POOH with perforation BHA 2 on wireline from 4500 m to surface. Closed well, inflow tested and bleed down to 0 bar.
23:00 - 00:00: Held TBT. Broke lubricator and l/o guns.

24-hour summary: M/u perforation BHA 2 and RIH to perforation depth. Perforated interval 2 from 4480 m to 4500 m. POOH with perforation BHA 2 and l/o guns.
Hourly activities:
00:00 - 01:30: B/o and l/o perforation BHA 2. Layed out wireline and cut same at cablehead.
01:30 - 03:00: Re-build cablehead and prepared guns for perforation run 3.
03:00 - 04:30: Tested interface between wireline tractor and logging tools voltage protection module and casing collar locator.
04:30 - 06:00: Held TBT. P/u and m/u perforation BHA 3. M/u lubricator and tested in-situ sub to 30/200 bar for 5/10 min. length 30. 85m, MAX od 4. 5 in, tool weight 1184. 65 kg)
06:00 - 11:15: RIH with perforation BHA 3 from surface to 4420 m.
11:15 - 12:15: Attempted to correlate gun position for perforation interval 3. Lost communication with perforation BHA 3.
12:15 - 17:45: POOH to surface. Closed-in well and inflow tested same. Bleed off wellhead pressure to 0 bar and broke out lubricator.
17:45 - 20:15: L/d BHA on cantiliver deck and troubleshoot communication failure. Communication failure identified in cablehead.
20:15 - 23:00: Build new cablehead and tested tools.
23:00 - 00:00: P/u and m/u perforation BHA 3rr.

24-hour summary: L/o perforation BHA 2. P/u and m/u perforation BHA 3. RIH with BHA 3 to 4420 m. Unable to communicate with tools. POOH with BHA 3. Troubleshoot communication failure. Build new cablehead and p/u perforation BHA 3rr.
Hourly activities:
00:00 - 00:30: M/u lubricator and tested in-situ sub to 30/200 bar for 5/10 min.
00:30 - 03:00: RIH with perforation BHA 3rr on wireline from surface to 3470 m. WHP 37 bar. length 30. 85m, MAX od 4. 5 in, tool weight 1184. 65 kg)
03:00 - 05:30: RIH with perforation BHA 3rr on wireline tractor from 3470 m to 4450 m.
05:30 - 08:45: Correlated across perforation interval 3 and positioned guns. WHP 39 bar
08:45 - 09:00: Perforated interval 3 from 4355 m to 4367 m. WHP stabilized at 39 bar.
09:00 - 12:15: POOH with perforation BHA 3rr from 4367 m to surface.
12:15 - 13:45: Held TBT. Closed-in well and inflow tested same. Bleed down pressure to 0 bar and broke out lubricator.
13:45 - 15:30: L/o perforation BHA 3rr.
15:30 - 18:00: Re-build cablehead and tested tools.
18:00 - 20:00: Held TBT. P/u and m/u perforation BHA 4 length 27. 01m, MAX od 4. 5in, tool weight 974. 65 kg)
20:00 - 20:30: M/u lubricator and pressure tested in-situ sub to 30/200 bar for 5/10 min. Eqaulized pressure and opened well.
20:30 - 23:00: RIH with perforation BHA 4 on wireline from surface to 3390 m. WHP 42 bar
23:00 - 00:00: RIH with perforation BHA 4 on wireline tractor from 3390 m to 3825 m.

24-hour summary: RIH with perforation BHA 3rr. Correlated and positioned guns between 4355 m to 4367 m. Perforated interval 3 and POOH. L/o perforation BHA 3rr and re-buil cablehead. P/u and m/u perforation BHA 4 and RIH to 3825 m
Hourly activities:
00:00 - 01:30: RIH with perforation BHA 4 on wireline tractor from 3825 m to 4470 m.
01:30 - 01:45: Attempted to correlate across interval 4 from 4470 m. Lost communication with tool string at 4450 m.
01:45 - 05:30: POOH with perforation BHA 4 on wireline from 4450 m to surface. WHP 42 bar.
05:30 - 06:30: Closed-in well and inflow tested same. Bleed down pressure to 0 bar.
06:30 - 08:45: Broke out lubrictor and l/o tools. Wireline logging computer blacked out at 07 30 hrs.
08:45 - 11:45: Cut wireline and l/d lubricator. R/d wireline wench and prepared to r/u back-up wench.
11:45 - 12:00: Spudded back-up wench on cantilever.
12:00 - 15:30: Hooked-up and tested wireline unit. Installed new logging computer.
15:30 - 18:00: Attempted to test wireline caple, no go. Slipped and cut 200m sections untill good test. Slipped and cut 800 m wireline and achieved good test.
18:00 - 20:30: Build cablehead and p/u lubricator.
20:30 - 22:15: P/u and m/u wireline tractor to cablehead. Tested tractor communication and m/u lubricator.
22:15 - 23:30: Pressure tested in-situ sub to 30/200 bar, 5/10 min. Displaced lubricator and pressure tested same to 30/345 bar for 5/10 min.
23:30 - 00:00: Bleed off pressure and broke out lubricator. P/u and m/u perforation BHA 4rr.

24-hour summary: RIH with perforation BHA 4 to 4470 m. Lost communication to tools. POOH with perforation BHA 4 and l/o same. L/d lubricator and changed out wireline wench. Installed back-up wench and test wireline package, no go. Slipped and cut 800 m wireline caple and tested wireline. P/u and m/u perforation BHA 4rr.
Hourly activities:
00:00 - 01:00: P/u and m/u perforation BHA 4rr. M/u lubricator and tested in-situ sub to 30/300 bar for 5/10 min. length 30. 85m, MAX od 4. 5 in, tool weight 1184. 65 kg)
01:00 - 03:45: RIH with perforation BHA 4rr on wireline from surface to 3400 m. WHP 47 bar
03:45 - 04:30: RIH with perforation BHA 4rr on wireline tractor from 3400 m to 3670 m.
04:30 - 10:00: Worked assembly from 3670 m to 3921 m. Unable to pass 3921 m.
10:00 - 12:30: POOH from 3921 m to surface.
12:30 - 15:45: Closed and inflow tested well. Broke lubricator and l/o BHA 4rr.
15:45 - 20:15: L/d lubricator and changed greasehead. R/u wireline, build caplehead and tested tools.
20:15 - 22:00: P/u and m/u wireline tractor and lubricator. Pressure tested in-situ sub to 30/300 bar for 5/10 min and lubricator to 30/345 bar for 5/10 min.
22:00 - 22:30: Broke out lubricator. P/u perforation guns and m/u perforation BHA 4rr2
22:30 - 23:00: M/u lubricator and tested in-situ sub to 30/300 bar for 5/10 min. Eqaulized pressure and opened well.
23:00 - 00:00: RIH perforation BHA 4rr2 from surface to 500 m.

24-hour summary: P/u and m/u perforation BHA 4rr1. RIH from surface to 3670 m. Worked assembly from 3670 m to 3921 m. Unable to pass 3921 m. POOH and l/o perforation BHA 4rr1. Changed out greasehead on wireline and RIH with perforation BHA 4rr2 to 500 m.
Hourly activities:
00:00 - 01:45: RIH with perforation BHA 4rr2 on wireline from 500 m to 3332 m. Attempted to function voltage protection module to engage tractor, no go.
01:45 - 03:00: Attempted to troubleshoot communication failure, no go.
03:00 - 05:30: POOH with perforation BHA 4rr2 on wireline from 3332 m to surface.
05:30 - 08:00: Closed and inflow tested swab and hydraulic master valves with 46 bar differential pressure. Broke out lubricator and l/o tools.
08:00 - 11:00: Troubleshoot tool failure. Build new cablehead and changed out voltage protection moule, power track advanced, swivel and tractor
11:00 - 13:15: P/u tractor assembly and lubricator. M/u lubricator and tested tools. Eqaulized pressure and opened well. length 30. 85m, MAX od 4. 5 in, tool weight 1184. 65 kg) WHP 51 bar
13:15 - 16:00: RIH with perforation BHA 4rr3 on wireline from surface to 3350 m. Tools tested at 250 m.
16:00 - 19:00: RIH with perforation BHA 4rr3 on wireline tractor from 3350 m to 4040 m.
19:00 - 20:15: Correlated and positioned gun assembly at perforation interval 4 from 4304 m to 4316 m. WHP 51 bar
20:15 - 20:30: Perforated interval 4 from 4304 m to 4316 m, good indication of guns fired. 51 bar WHP before and after perforation.
20:30 - 23:15: POOH with perforation BHA 4rr3 from 4316 m to surface. WHP 52 bar
23:15 - 00:00: Closed and inflow tested swab and hydraulic master valves with 47 bar differential pressure.

24-hour summary: RIH with perforation BHA 4rr2. Attempted to correlate and position gun assembly, no go. POOH with perforation BHA 4rr2 to surface and l/o same. Changed out VPM-G, pta, cablehead and tractor. P/u and m/u perforation BHA 4rr3. RIH and positioned gun assembly. Perforated interval 4 from 4304 m to 4316 m and POOH to surface.
Hourly activities:
00:00 - 00:30: Bleed down pressure to 0 bar and broke out lubricator.
00:30 - 02:00: L/o perforation BHA 4rr3 and l/d lubricator
02:00 - 05:00: Re-build cablehead and tested tools. Meanwhile removed topdrive pipe handler for service.
05:00 - 07:15: P/u lubricator and m/u perforation BHA 5.
07:15 - 08:00: M/u lubricator and pressure tested in-situ sub to 30/300 bar for 5/10 min. Eqaulized pressure and opened well.
08:00 - 10:30: RIH with perforation BHA 5 on wireline from surface to 3377 m. length 27. 01m, MAX od 4. 5in, tool weight 974. 65 kg)
10:30 - 12:30: RIH with perforation BHA 5 on wireline tractor from 3377 m to 4305 m.
12:30 - 14:15: Correlated and postioned gun assembly at perforation interval 5 from 4295 m to 4286 m. WHP 53. 6 bar before and after perforation
14:15 - 14:30: Perforated interval 5, good indication of guns fired.
14:30 - 17:30: POOH with perforation BHA 5 from 4295 m to surface.
17:30 - 20:45: Closed and inflow tested HMV/SWAB valve. Broke out lubricator and l/o perforation BHA 5.
20:45 - 23:15: Re-biuld cablehead and tested tools. Meanwhile removed washpipe and checked bolts on topdrive main chaft bearing retainer.
23:15 - 00:00: P/u lubricator and perforation BHA 6.

24-hour summary: L/o perforation BHA 4rr3. P/u and m/u perforation BHA 5. RIH and perforated interval 5. POOH from 4295 m to surface with perforation BHA 5 and l/o same.
Hourly activities:
00:00 - 02:00: M/u perforation BHA 6.
02:00 - 03:00: M/u lubricator and pressure tested in-situ sub to 30/300 bar for 5/10 min. Eqaulized pressure and opened well. WHP 55 bar.
03:00 - 05:45: RIH with perforation BHA 6 on wireline from surface to 3400 m length 30. 85m, MAX od 4. 5 in, tool weight 1184. 65 kg) WHP 56 bar
05:45 - 08:15: RIH with perforation BHA 6 on wireline tractor from 3400 m to 4325 m.
08:15 - 10:00: Correlated across interval 6 from 4280 m to 4268 m and positioned guns.
10:00 - 10:15: Perforated interval 6 from 4268 m to 4280 m, good indication of guns fired.
10:15 - 13:30: POOH with perforation BHA 6 from 4280 m to surface. WHP 56 bar.
13:30 - 14:00: Closed and inflow tested HMV/SWAB valve with 51 bar differential pressure.
14:00 - 16:15: Broke out lubricator and l/o perforation BHA 6.
16:15 - 18:30: Re-build cablehead and tested tools prior to p/u perforation BHA 7.
18:30 - 20:30: P/u and m/u perforation BHA 7
20:30 - 21:00: M/u lubricator and pressure tested in-situ sub to 30/300 bar for 5/10 min.
21:00 - 23:30: RIH with perforation BHA 7 on wireline from surface to 3529 m.
23:30 - 00:00: RIH with perforation BHA 7 on wireline tractor from 3529 m to 3693 m.

24-hour summary: RIH with perforation BHA 6 and positioned gun assembly at interval 6 from 4268 m to 4280 m. Perforated interval 6 and POOH. L/o perforation BHA 6 and re-build cablehead. P/u and m/u perforation BHA 7. RIH with perforation BHA 7 to 3693 m.
Hourly activities:
00:00 - 01:00: RIH with perforation BHA 7 on wireline tractor from 3693 m to 4130 m
01:00 - 03:45: Correlated and positioned gun assembly at perforation interval 7 from 4075 m to 4065 m. WHP 57. 5 bar
03:45 - 04:00: Perforated interval 7, good indication of guns fired. WHP 58. 1 bar length 30. 85m, MAX od 4. 5 in, tool weight 1184. 65 kg)
04:00 - 07:15: POOH with perforation BHA 7 from 4075 m to surface. WHP 59 bar.
07:15 - 08:45: Closed and inflow tested HMV/SWAB valve with 54 bar differential pressure.
08:45 - 10:30: Broke out lubricator and l/o perforation BHA 7.
10:30 - 11:30: Re-build cablehead and tested tools.
11:30 - 13:30: P/u and m/u perforation BHA 8.
13:30 - 14:30: M/u lubricator and pressure tested in-situ sub to 30/300 bar for 5/10 min. Eqaulized pressure and opened well. WHP 59 bar.
14:30 - 19:00: RIH with perforation BHA 8 from surface to 4095 m
19:00 - 20:15: Correlated and positioned gun assembly at perforation interval 8.
20:15 - 20:30: Perforated interval 8 from 4043 m to 4031 m.
20:30 - 00:00: POOH with perforation BHA 8 from 4043 m to surface. WHP 59 bar.

24-hour summary: RIH with perforation BHA 7. Postioned guns and perforated interval 7. POOH and l/o perforation BHA 7. P/u and RIH perforation BHA 8. Positioned perforation BHA 8 and perforated interval 8. POOH to surface perforation BHA 8.
Hourly activities:
00:00 - 01:45: Inflow tested surface controlled subsea safety valve for 30 min and hydraulic master valve for 10 min with 56 bar differential.
01:45 - 04:15: Purged riser and lubricator. B/o lubricator and l/o perforation BHA 8.
04:15 - 10:30: R/d wireline equipment.
10:30 - 23:00: Prepared for skidding operation installed weather deck hatches on slot f-11. Installed drilling hatches on slot f-1 r/d enviro unit hand rails and moved same 3 m port. Performed deck manegement in preparation of equipment for 26" section. Performed maintenance of drilling equipment. Spudded gyro wireline equipment on cantiliver deck. L/o 26" mud motor BHA on cantiliver. Reporting transfered to f-1

24-hour summary: Inflow tested scsssv and HMV. R/d wireline equipment and prepared for skidding operations.
Hourly activities:
14:00 - 18:00: Started reporting rig activity on f-1 at 23 00hrs on 21. 07. 2013 prepared for final pressure test on f-11b xmas tree before handover to production department. Performed testing on tree as follows filled xmas tree with MEG using MEG injection pump. Pressure tested tree cap to 30/200 bar for 5/10min, good test. pressure tested swab valve to 30/200 bar for 5/10 mi, good test bullheaded 3 m3 MEG into tubing using MEG injection pump, followed by 6,6 m3 packer fluid using cement pump and 1,2 m3 MEG with MEG injection pump. Closed DHSV and inflow tested same for 30 min, good test. Suspended further testing on f-11 tree until f-1 26" section below DHSV

24-hour summary: Performed pressure testing of valves on f-11 xmas tree in preparation for handover to production department.
Hourly activities:
17:00 - 20:00: Continued offline pressure test operations on f-11 xmas tree for handover to production department. inflow tested HMV for 10 min, good test. inflow tested MMV for 10 min, good test. installed 2" weco blind cap on KWV. pressured tested xmas tree KWV cap and KWV to 35/200 bar for 5/10 min, good test. Well f-11b handed over to production 23. 07. 2013 at 20 00 hrs.

24-hour summary: Performed final pressure testing on f-11b tree and handed well over to production.
Hourly activities:
21:45 - 00:00: Vessel arrived rig. Unloaded WL equipment from vessel.

24-hour summary: Lifted wireline equipment off vessel and started to spot same.
Hourly activities:
00:00 - 03:00: Continued to lift containers from vessel.
03:00 - 06:00: Spotted equipment on pipedeck according to spotting plan. Started to hook up units to power. Meanwhile spotted containers on drill floor.
06:00 - 07:30: Prepared cables for hookup of the general surface equipment.
07:30 - 08:00: Held platform general alarm exercise with all crew.
08:00 - 16:00: Rigged up general surface equipment WL winch and add on, altus and schlumberger logging units, working containers etc. Built scaffolding around units.
16:00 - 18:00: Leak tested BOP to 20/345 bar for 5/10 min on stump.
18:00 - 20:00: Function tested BOP rams from winch panel.
20:00 - 20:30: Finalized WL winch and function tested same.
20:30 - 22:00: Lifted riser pieces to drill floor prior to start building lower riser section and lubricator. Lifted grease injection head, GIH, and prepared same. Meanwhile altus and schlumberger started to prepare BHA for testing.
22:00 - 00:00: Built lubricator horizontally using tugger and catwalk. Meanwhile built GIH.

24-hour summary: Spotted wireline equipment and hooked up same. Leak and function tested BOP. Started to build lubricator sections and GIH.
Hourly activities:
00:00 - 02:00: Continued to build lubricator and installed same in elevator connected to top drive. Built lower riser section and top lubricator. Meanwhile production department started to close in well.
02:00 - 03:30: Spotted BOP in moonpool area. Connected GIH to top lubricator and treaded cable.
03:30 - 04:30: Hooked up airhose to line viper. Meanwhile altus megged cable and built cablehead.
04:30 - 06:00: Spooled out hoses for BOP, test pump and hoses for HMV DHSV down to moonpool. Meanwhile altus megged cablehead and function tested tractor.
06:00 - 07:00: Connected hoses to grease injection head.
07:00 - 11:00: Waited on production to complete shutting inn and inflow test well. Meanwhile performed toolbox talk for changing hatch and rigging up. Altus and schlumberger tested toolstring.
11:00 - 11:30: Received well from production department.
11:30 - 12:30: Changed well hatch with wireline hatch.
12:30 - 15:00: Disconnected top cap and landed lower riser and BOP. Hooked up hoses and function tested same. Meanwhile altus and schlumberger completed string test.
15:00 - 19:00: Rigged up kill wing manifold, bleedoff hose and equalizing loop over to prod. Wing.
19:00 - 20:30: Filled oil on pump for DHSV HMV and prepared same, had some issue with air into system.
20:30 - 22:00: Lined up via BOP for inflow test leak test of swab and kill wing manifold.
22:00 - 22:15: Performed pre-job meeting for testing swab and kill wing manifold.
22:15 - 00:00: Inflow tested leak tested swab to 20/345 bar for 5/10 min according to program. Leak tested kill wing manifold and hoses to 20/345 bar for 5/10 min.

24-hour summary: Completed spotting equipment. Well handed over from production department. Rigged up wireline equipment.
Hourly activities:
00:00 - 01:15: Hooked up hoses for local control of DHSV and HMV and tested same.
01:15 - 01:30: Performed pre job meeting prior to install lubricator sections.
01:30 - 02:00: Lifted middle lubricator section and connected same to BOP. Lifted top lubricator.
02:00 - 04:30: M/u BHA tractor and PLT/RST and installed same.
04:30 - 06:15: Stabbed lubricator and filled rig up with MEG using production permanent lines via XMT cross. Leak tested r/u to 20/345 bar for 5/10 min. Meanwhile performed communication check with tools.
06:15 - 07:45: Opened HMV. Pressurized DHSV control line. Production pumped MEG via XMT cross to equalize across DHSV and opened same.
07:45 - 08:45: Equalized pressure across swab and opened same.
08:45 - 09:30: RIH w/ BHA PLT/RST) by gravity from surface to 540 m, WHP 94 bar.
09:30 - 10:00: Schlumberger performed communication check with toolstring.
10:00 - 11:45: Continued to RIH by gravity from 540 m to 2750 m. Stopped for spinner calibration. Depth PU 400 m 1150 lbs 800 m 1350 lbs 1200 m 2000 lbs 1600 m 2300 lbs 2000 m 2950 lbs 2400 m 3450 lbs FF at 0,3 or slightly below
11:45 - 12:30: Performed spinner calibration at 10, 20, 30 40 m/min. Meanwhile performed well control drill.
12:30 - 12:45: Continued to RIH by gravity. Observed tool stopped at 2800 m. PU weight 3850 lbs. Had to start tractor.
12:45 - 13:00: Switched over to tractor mode.
13:00 - 14:35: RIH using tractor from 2800 m to 3570 m. Tractor software froze.
14:35 - 15:05: Restarted tractor software, OK.
15:05 - 17:25: Continued to RIH using tractor from 3570 m to 4530 m. Stopped to perform first sigma logging pass. Depth PU 3200 m 4200 lbs 3600 m 4150 lbs 4000 m 4800 lbs 4500 m 6100 lbs FF at 0,3 or slightly below
17:25 - 19:40: Powered up minitron and started 10 m/min up pass. Logged sigma across 4530 to 3430 m.
19:40 - 21:30: Switched over to tractor mode and tractored back down from 3440 m to 4270 m.
21:30 - 00:00: Powered up RST tool to perform first IC up pass at 0,5 m/min. Logged across interval 4254 to 4200 m. WHP 102 bar.

24-hour summary: Completed rigging up WL equipment. Leak tested r/u to 20/345 bar. Logged first sigma pass from 4530 m to 3440 m. Started to log first IC pass from 4254 m.
Hourly activities:
00:00 - 06:00: Continued to log RST IC pass at 0,5 m/min across interval from 4200 to 4188 m, 4045 to 3895 m and 3827 up to 3818 m. Meanwhile performed well control drill.
06:00 - 13:10: Continued to log IC pass at 0,5 m/min from 3818 to 3660 m and 3522 to 3470 m. Completed logging first IC pass.
13:10 - 15:05: Switched over to tractor and tractored down from 3470 m to 4270 m.
15:05 - 00:00: Switched over to logging mode and started second IC pass. Logged IC pass at 0,5 m/min from 4254 to 4188 m, 4045 to 3895 m and 3827 to 3780 m. WHP 109.

24-hour summary: Completed first set of RST IC logging passes from 4254 to 3470 m. Started second set of RST IC logging passes in same intervals.