Hourly activities:
00:00 - 01:30: MU and installed BHA to perforate interval Lowered orientating weight and 20 ft gun section into lower riser section and hung off in c-plate. Connected and armed perforating guns according to schlumberger procedure. Filled it with 180 ltrs of ramex. Leak tested in-situ sub to 30/150 bar 5/10 min using seawell pumpe and 100 MEG. OK.
01:30 - 02:00: Bled down grease pressure and filled riser/lubricator with 270 ltrs of 100 MEG using CMT unit. Pressured up to 34 bar and equalized above HMV.
02:00 - 02:30: Open HMV and SV turns). 42. 3 bar WHP and 267 bar on DHPG. RIH with BHA to perforate interval from surface to 255 m. Powered up logging unit with guns 70 m below seabed.
02:30 - 05:30: RIH with BHA from 255 to 3055 m. PU 50 m every 500 m due to new cable. Ran carefully through DHSV and pulled back up to confirm that it was fully open. Had 10 min power shut-down on WL winch. Had to use schlumberger tension and depth system due to software problem in WL winch.
05:30 - 06:00: Performed correlation log from 3050 m to 2975 m using CCL. Ran back down to 3050 m. Adjusted brakes on WL winch. Fired guns and perforated interval from 3021 3036. 2 m MDRT. Good indications of firing.
06:00 - 08:00: POOH with BHA from 3250 m to 250 m. Powered down logging unit with guns 70 m below seabed.
08:00 - 09:15: Continued to POOH with BHA from 250 m to OOH. WHP 46. 2 bar and 265 bar on DHPG. Closed SV and HMV. Bled off XMT cross to 5 bar. Inflow tested HMV to 46-5 bar/10 min. OK. Bled off pressure and flushed riser/lubricator with nitrogen.
09:15 - 11:30: Held tool box meeting prior to lo guns. Broke lubricator at in-situ sub and LD guns and toolstring. All shots fired.
11:30 - 13:00: Changed to backup head without rebuilding rope socket, due to ECRD weak point. Checked CCL and toolstring.
13:00 - 14:30: MU and installed BHA to perforate interval Lowered 30 ft gun section, orientating weight and 20 ft gun section into lower riser section and hung off in c-plate. Connected and armed perforating guns according to schlumberger procedure. Filled it with 180 ltrs of ramex.
14:30 - 15:00: Bled down grease pressure and filled riser/lubricator with 270 ltrs of 100 MEG using CMT unit. Pressured up to 46 bar and equalized above HMV. Leak tested in-situ sub to 30/150 bar 5/10 min using seawell pumpe and 100 MEG. OK.
15:00 - 15:30: Open HMV and SV turns). 50 bar WHP and 267 bar on DHPG. RIH with BHA to perforate interval from surface to 250 m. Powered up logging unit with guns 70 m below seabed.
15:30 - 17:30: RIH with BHA from 250 to 3040 m. PU 50 m every 500 m due to new cable. Ran carefully through DHSV and pulled back up to confirm that it was fully open.
17:30 - 19:15: Performed correlation log from 3040 m to 2975 m using CCL. Had problems running back down to 3040 m because toolstring stopped in previous perforation interval 3021-3036. 2 m.
19:15 - 19:45: Seawell failed to stop on shooting depth twice and another correlation run had to be made because the guns had become off depth in the attempts.
19:45 - 20:00: Fired guns and perforated interval from 3005 3020. 2 m MDRT. Good indications of firing.
20:00 - 21:30: POOH with BHA from 2980 m to 1562 m. Unable to move toolstring due to power shut down on WL winch.
21:30 - 22:15: Electrican opened ex-panel and re-sat main switch.
22:15 - 22:45: POOH with BHA from 1562 m to 250 m. Powered down logging unit with guns 70 m below seabed.
22:45 - 23:15: Continued to POOH with BHA from 250 m to OOH. WHP 67. 3 bar and 267 bar on DHPG.
23:15 - 00:00: Held tool box meeting before operating valves due to new drilling- and production crews. Closed SV and HMV. Bled off XMT cross to 5 bar.

24-hour summary: Perforate well with BHA interval on WL. Inflow tested HMV and DHSV to siwhp-5 bar. Started RD lubricator.