bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 00:30: Performed system test on tractor. M/u lubricator at QST.
00:30 - 02:00: P/u guns and tool string for perforating run no. 4.
02:00 - 02:30: M/u lubricator at QST. Pressure tested lubricator to 275 bar. Filled riser with MEG.
02:30 - 03:15: Opened well and RIH with perforation string no. 4 on WL to 250 m.
03:15 - 06:00: RIH with perforation string on WL with 30 m/min according to program. Toolstring stopped moving at 4100 m 74,95 deg inclination.
06:00 - 07:45: Correlated across interval 4022 m to 4034 m.
07:45 - 08:00: Perforated interval from 4022 m to 4034 m with WHP 32 bar. WHP stabilized at 32 bar.
08:00 - 09:45: POOH from 4019 m to 230 m with perforating gun assembly no. 4. Powered down logging unit.
09:45 - 10:00: Tools in catcher. Closed SV, 32 bar siwhp. Closed HMW.
10:00 - 10:30: Inflow tested HMV with siwhp 5 bar for 10 min. Meanwhile performed pre-job meeting prior to r/d lubricator and changing out tool string and l/o guns.
10:30 - 10:45: Bled off pressure in lubricator and purged clean with nitrogen.
10:45 - 12:00: Broke out lubricator at QST. L/d tractor, tool string and guns.
12:00 - 13:00: Performed test on cabel head.
13:00 - 15:00: Observed that the lubricator head suspension sling had caught up on elevator bolt. Performed pre-job meeting. Reslung lubricator head.
15:00 - 15:30: Serviced and inspected lubricator head. Inspected wire line upper sheave.
15:30 - 16:45: Performed test on tool string.
16:45 - 17:00: Performed pre-job meeting prior to p/u perforating assy no. 5.
17:00 - 17:45: P/u guns and tool string for perforating run no. 5.
17:45 - 18:15: M/u lubricator at QST. Pressure tested lubricator to 275 bar. Filled riser with MEG.
18:15 - 18:30: Opened well and RIH with perforation string no. 5 on WL to 250 m.
18:30 - 21:00: RIH with perforation string on WL with 30 m/min according to program. Toolstring stopped moving at 4000 m 71,3 deg inclination.
21:00 - 23:45: Correlated across interval 3890 m to 3902 m.
23:45 - 00:00: Perforated interval from 3890 m to 3902 m with WHP 32 bar. WHP stabilized at 32 bar.

24-hour summary: P/u guns for perforating run no. 4. RIH with perforation string to 4100 m. Correlated across interval and perforated interval from 4022 m to 4034 m. POOH from 4019 m and l/d tool string. Tested on cabel head and inspected lubricator head. P/u guns and tool string for perforating run no. 5. RIH with perforation string to 4000 m. Correlated across interval and perforated interval from 3890 m to 3902 m.
Hourly activities:
00:00 - 02:15: POOH from 3987 m to 250 m with perforating gun assembly no. 5. Powered down logging unit.
02:15 - 02:30: Tools in catcher. Closed SV, 33 bar siwhp. Closed HMW.
02:30 - 04:00: Inflow tested HMV with siwhp 5 bar for 10 min. Meanwhile performed pre-job meeting prior to r/d lubricator and changing out tool string and l/o guns.
04:00 - 04:15: Bled off pressure in lubricator and purged clean with nitrogen.
04:15 - 05:30: Broke out lubricator at QST. L/d tractor, tool string and guns.
05:30 - 06:00: Prepared guns for run no. 6 on deck.
06:00 - 09:15: Prepared guns for run no. 6 on deck. Tested tool string.
09:15 - 11:15: Wow. Wind speed above 40 knts. Cranes unavailabel for handling tool string. Performed pre-job meeting prior to p/u perforating assy no. 6.
11:15 - 14:15: L/o tool string from run no. 5. P/u guns and tool string for perforating run no. 6.
14:15 - 14:45: M/u lubricator at QST. Pressure tested lubricator to 250 bar. Filled riser with MEG.
14:45 - 15:00: Opened well and RIH with perforation string no. 6 on WL to 250 m.
15:00 - 19:00: RIH with perforation string on WL with 30 m/min according to program to 4045 m. Toolstring stopped moving at 3700 m 79 deg inclination. Used tractor from 3700 m to 3800 m.
19:00 - 21:45: Correlated across interval 3853 m to 3859 m.
21:45 - 22:00: Perforated interval from 3853 m to 3859 m with WHP 33,8 bar. WHP stabilized at 33 bar.
22:00 - 00:00: POOH from 3859 m to 1000 m with perforating gun assembly no. 6.

24-hour summary: POOH from 3859 m and l/d tool string. Prepared guns for run no. 6 on deck. Tested tool string. Wow. P/u perforation toolstring 6. RIH with same to 4045 m. Correlated across interval 3853 m to 3859 m and perforated interval. POOH to 1000 m with perforating assembly no. 6.
Hourly activities:
00:00 - 00:30: POOH from 1000 m to 250 m with perforating gun assembly no. 6. Powered down logging unit.
00:30 - 00:45: Tools in catcher. Closed SV, 42 bar siwhp. Closed HMW.
00:45 - 03:30: Inflow tested HMV with siwhp 5 bar for 10 min. Meanwhile performed pre-job meeting prior to r/d lubricator and changing out tool string and l/o guns.
03:30 - 03:45: Bled off pressure in lubricator and purged clean with nitrogen.
03:45 - 05:00: Broke out lubricator at QST. L/d tractor, tool string and guns.
05:00 - 06:00: Prepared guns for run no. 7 on deck.
06:00 - 07:00: Prepared guns for run no. 7 on deck. Tested tool string.
07:00 - 07:15: Performed pre-job meeting prior to p/u perforating tool string no. 7.
07:15 - 09:00: P/u guns and tool string for perforating run no. 7.
09:00 - 09:45: M/u lubricator at QST. Pressure tested lubricator to 250 bar. Filled riser with MEG.
09:45 - 12:45: RIH with perforation string on WL with 30 m/min according to program. Toolstring stopped moving at 3620 m 77,6 deg inclination.
12:45 - 13:45: Continued RIH with perforation string on WL using tractor to 4100 m
13:45 - 15:45: Correlated across interval 3825 m to 3831 m.
15:45 - 16:00: Perforated interval from 3825 m to 3831 m with WHP 33,8 bar. WHP stabilized at 33 bar.
16:00 - 18:00: POOH from 1000 m to 250 m with perforating gun assembly no. 7. Powered down logging unit.
18:00 - 18:15: Tools in catcher. Closed SV, 42 bar siwhp. Closed HMW.
18:15 - 22:00: Inflow tested HMV with siwhp 5 bar for 10 min. Bled off pressure in lubricator and purged clean with nitrogen.
22:00 - 22:15: Performed pre-job meeting prior to r/d lubricator, tool string and l/o guns.
22:15 - 22:45: Broke out lubricator at QST. L/d tractor, tool string and guns.
22:45 - 00:00: R/d wire line equipment. B/d lubricator and l/d same on deck.

24-hour summary: POOH with perforating gun assembly no. 6. MU gun assembly no. 7. RIH with perforation string on WL to 3620 m. Tractor down to 4100 m. Correlated across interval 3825 m to 3831 m and perforated interval. POOH with perforating gun assembly no. 7. L/d tool string. R/d wireline.
Hourly activities:
00:00 - 00:45: R/d wire line equipment. B/d lubricator and l/d same on deck.
00:45 - 01:15: Cleaned and cleared drill floor for exccess wire line equipment.
01:15 - 03:00: R/d wire line equipment. Disconnected top riser and removed wire line BOP.
03:00 - 03:45: R/d wire line equipment. Removed spool and riser joint from x-mas tree.
03:45 - 04:30: Installed half moon on f-15 and secured same.
04:30 - 04:45: Flushed lines with 1 m3 packer fluid
04:45 - 05:00: Installed tree cap and needle valve on xmas tree.
05:00 - 06:00: Started to pressure test x-mas tree, DHSV, MMV and HMV. According to procedure.
06:00 - 09:45: Bullheaded 3 m3 100 MEG, 6,6 m3 packer fluid and 1,2 m3 100 MEG.
09:45 - 11:30: Performed inflow test on DHSV, MMV and HMV.
11:30 - 12:00: R/d chicksan lines and valves from x-mas tree.
12:00 - 13:30: Pressure tested x-mas tree cap to 250 bar.
13:30 - 14:00: Cleared well head area for excces equipment.
14:00 - 15:00: Prepared and handed over well to production. Await decision for f-1 operation. Operation completed continued operation on 15/9 f-99. Await decision for f-1 operation.

24-hour summary: R/d wire line equipment. Installed cap and needle valve on x-mas tree. Inflow tested DHSV, MMV and HMV. R/d chicksan lines and valves. Pressure tested x-mas tree cap to 250 bar. Handed over well to production. Operation completed continued operation on 15/9 f-99. Await decision for f-1 operation.
Hourly activities:
11:00 - 17:30: Vessel arrived rig. Spotted equipment in work area on pipedeck. Prepared equipment and checked inventory.
17:30 - 18:30: Personnel arrived rig.
18:30 - 19:30: Continued to prepare equipment on pipedeck
19:30 - 20:00: Held brief with platform management for day and night shift.
20:00 - 21:00: Continued to prepare equipment on pipedeck
21:00 - 22:00: Held start up meeting regarding well operation with all involved personnel.
22:00 - 00:00: Electrican hooked up wireline units and logging-cabin to rig power and fire gas

24-hour summary: Arrived rig and spotted equipment. Started to rig up wireline equipment on pipedeck.
Hourly activities:
00:00 - 03:00: Continued to hook up units to rig power and fire gas. Meanwhile prepared hoses for BOP test and chicksan for XMT.
03:00 - 07:00: Function tested BOP. Leak tested same on stump to 345 bar. Meanwhile changed well hatch to wireline hatch in moonpool.
07:00 - 08:00: Function tested wireline winch and spooled out cable.
08:00 - 08:15: Performed TBT for building GIH.
08:15 - 10:00: Started to build GIH.
10:00 - 11:00: Performed start up meeting for operation with dayshift.
11:00 - 12:00: Continued to build GIH and threaded cable through same.
12:00 - 15:30: Spotted w/l grease and rx72 to drill floor. Rearranged equipment on pipedeck and completed z-015 checklist. Meanwhile prepared BOP for lifting.
15:30 - 16:30: Lifted BOP down to wellhead area and riser pieces to drill floor.
16:30 - 19:00: Well handed over from production to d&w. Meanwhile build lubricator and riser horizontally on drillfloor.
19:00 - 00:00: Rigged up chiksan lines on XMT kill wing manifold. Hooked up altus pump skid for local control of DHSV and HMV.

24-hour summary: Rigged up w/l equipment on pipe deck. Leak tested BOP on stump. Recieved well from production dept. To d&w. Installed lower riser and BOP to XMT.
Hourly activities:
00:00 - 01:00: Hooked up equalizing loop from SWV to PW. Leak tested SW manifold to 20/345 bar for 5/10 min.
01:00 - 02:00: Removed top cap from XMT and installed lower riser.
02:00 - 02:15: Performed TBT for installation of wireline BOP
02:15 - 02:45: Moved BOP into position and installed BOP onto lower riser.
02:45 - 03:45: Installed hydraulic control hoses onto BOP. Function tested and performed visual connection test on lower riser and BOP against SV to 345 bar for 5 min.
03:45 - 04:00: Performed TBT prior to p/u riser.
04:00 - 05:15: P/u riser and connected onto BOP. Installed QTS onto riser stick up. Changed elevator inserts and installed t bar and wireline sheave.
05:15 - 08:00: Prepared lubricator and hooked up GIH hoses. Meanwhile recieved remaining equipment from supply vessel. gun basket and container)
08:00 - 08:15: Performed TBT for testing c/l to DHSV and HMV.
08:15 - 12:40: Tested c/l to DHSV and HMV to 520 bar. Hooked up n2 bottle rack for emergency air supply to grease skid. Meanwhile checked counter wheel on w/l winch. Secured hoses on lubricator. Meanwhile schlumberger tested perforation tools and l/d guns on pipe deck.
12:40 - 13:25: Prepared lubricator for lifting.
13:25 - 13:40: Performed TBT for lifting and installation of lubricator.
13:40 - 15:00: Lifted lubricator for installation on top of riser. Stopped lifting operation due to challenges to maneuver lubricator by using tugger.
15:00 - 15:20: Peformed TBT for lifting lubricator and installing tractor.
15:20 - 16:30: Lifted lubricator on top of riser. Had to use rig crane to assist lift.
16:30 - 18:00: Hooked up closed drain hose on wellhead. Meanwhile built toolstring for lubricator leak test. Filled lubricator with MEG.
18:00 - 19:45: Installed tractor in lubricator and leak tested rig up to 20/345 bar for 5/10 min. Leak tested bleed off line to 20/150 bar for 5/10 min.
19:45 - 21:30: Bled off lubricator, purged lubricator with n2 and drained MEG in riser to closed drain.
21:30 - 21:45: Peformed TBT prior to disconnecting lubricator and l/d toolstring.
21:45 - 22:00: Disconnected lubricator and l/d toolstring.
22:00 - 00:00: Schlumberger tested logging tools and altus tractor.

24-hour summary: Completed rigging up w/l equipment on well. Leak tested rig up. Started to build BHA for pef. Run.
Hourly activities:
00:00 - 01:45: Continued testing schlumberger and altus BHA. Discovered issue with compatabilty between altus voltage protector module and schlumberger GR/CCL logging module.
01:45 - 02:15: Evaluated situation. Discussed different options.
02:15 - 07:45: Altus and schlumberger rearranged toolstring and tested different options. Decided to run single logging run without perf. Guns.
07:45 - 08:00: Performed TBT for r/u logging BHA.
08:00 - 10:05: M/u BHA for run 1 1/8'' tractor and GR/CCL). Added 40 litr ramex 50/50 MEG in riser. Leak tested lubricator/qts to 20/345 bar 5/10 min.
10:05 - 11:00: Equalized and opened HMV and pumped MEG for equalizing DHSV. Opened DHSV. WHP 68 bar. Equalized and opened SV with 43 turns.
11:00 - 14:30: RIH w/bha by gravity from 0 m to 3500 m, WHP 68 bar. Toolstring stopped at 3500 m. Depth p/u weight 500 m 1020 lbs 1000 m 1475 lbs 1500 m 2070 lbs 2000 m 2740 lbs 3000 m 3750 lbs 3500 m 4000 lbs friction factor calculated to 0,25. Held well control drill after DHSV was passed and verified open leak in GIH.
14:30 - 15:25: RIH with tractor activated from 3500 m to 3900 m. Stopped at logging depth.
15:25 - 15:30: Started to POOH to perform GR/CCL logging. Had to stop after 50 m due to noice from w/l winch drum.
15:30 - 18:10: Adjusted w/l drum position.
18:10 - 18:30: Continued to POOH for 200 m while logging GR/CCL. Observed same noice from w/l drum.
18:30 - 19:50: Called out mechanic. Was able to adjust w/l drum to correct position. Continued to POOH while logging.
19:50 - 20:30: Continued to POOH while logging GR/CCL from 3650 m to 3348 m. POOH.
20:30 - 23:10: POOH with BHA#1 from 3348 m to surface. WHP 69 bar. Meanwhile petec verified GR/CCL correlation log OK.
23:10 - 00:00: Closed SV HMV and inflow tested same. Bled off lubricator and purged r/u with n2 to closed drain.

24-hour summary: Troubleshoot altus and schlumberger BHA compatibility. Decided to run a sperate logging run w/o perforation guns. M/u logging BHA and performed GR/CCL pass across 3900 m to 3350 m.
Hourly activities:
00:00 - 01:25: Continued to drain lubricator to closed drain.
01:25 - 01:35: Performed TBT prior to l/d toolstring.
01:35 - 02:20: Broke lubricator and l/d tractor and GR/CCL.
02:20 - 04:00: Schlumberger and altus checked compatibility issue.
04:00 - 05:45: Schlumberger and altus performed hot check for perforation run
05:45 - 06:00: Performed TBT prior to m/u tractor and perforation guns.
06:00 - 07:00: M/u BHA for perf. Run
07:00 - 07:15: Performed TBT for dayshift.
07:15 - 09:00: Continued m/u BHA 1/8'' tractor and 4,5'' perf. Guns). Added 30 litr ramex 50/50 MEG in riser. Leak tested lubricator/qts to 20/345 bar 5/10 min.
09:00 - 12:15: RIH w/ BHA by gravity from 0 m to 3521 m. WHP 71bar. Depth p/u weight 500 m 2700 lbs 1000 m 3300 lbs 1500 m 4050 lbs 2000 m 4800 lbs 2500 m 5650 lbs 3000 m 5400 lbs 3500 m 5400 lbs
12:15 - 12:50: Correlated across pup at 3472 m.
12:50 - 12:55: Continued RIH w/ BHA from 3521 m to 3565 m. Toolstring stopped.
12:55 - 13:10: RIH with tractor activated from 3565 m to 3592 m. Lost communicaton with tractor.
13:10 - 14:00: Troubleshooted tractor. Not possible to activate tractor. Decided to POOH.
14:00 - 14:10: POOH from 3592 to 3355 m. Add-on drum turned and came out of position and damaged cable.
14:10 - 14:50: Inspected cable and found wire strand damaged.
14:50 - 15:35: Time out and evaluated situation. Aligned and secured add-on drum.
15:35 - 21:00: POOH from 3355 m to surface. WHP 72 bar. Closed SV HMV and inflow tested same. Bled off lubricator and purged r/u with n2 to closed drain. Meanwhile mobilised new cable from onshore.
21:00 - 21:15: Performed TBT for l/d toolstring and lubricator.
21:15 - 00:00: Broke lubricator. L/d BHA on deck. L/d lubricator on catwalk. Spoled back cabel to winch.

24-hour summary: RIH wiht BHA perf. Run Lost communicaton with tractor. Add-on drum came out of position and damaged cable. POOH and l/d BHA.
Hourly activities:
00:00 - 04:30: Not able to continue operation with cable. Had to order new cable from onshore. Meanwhile checked tractor failure. Cleaned drill floor. Prepared add-on drum to be shipped onshore.
04:30 - 06:00: Waited on new cable from onshore.
06:00 - 18:00: Waited on new cable from onshore.
18:00 - 00:00: Waited on new cable from onshore.

24-hour summary: Waited for new add-on drum with 7/16'' cable from onshore.
Hourly activities:
00:00 - 06:00: Waited on new cable from onshore. Meanwhile performed well control drill with service companies involved in operation.
06:00 - 09:15: Waited on new cable from onshore.
09:15 - 09:35: New add-on drum arrived on rig. Hooked up add-on drum to WL winch. Evaluated the need to cut of cable from drum due to high resistance on cable. Meanwhile checked tractor on deck.
09:35 - 11:55: Waited on light" form onshore to cut cable.
11:55 - 13:10: Positioned add-on container for spooling of cable. Connected add-on drum and spooled of 1586 m cable into skip.
13:10 - 13:55: Repositioned add-on drum and hooked it up.
13:55 - 14:40: Threaded cable through GIH.
14:40 - 16:25: Built cable head. Meanwhile secured add-on drum with tie-down chains. Held TBT on rig floor prior to p/u lubricator.
16:25 - 17:30: Function tested tractor and schlumberger tested CCL and firing system.
17:30 - 21:45: P/u lubrictor and installed toolstring for leak test. Filled lubricator with MEG and leak tested same to 20/345bar 5/10 min.
21:45 - 22:00: Performed TBT for disconnect lubricator and m/u BHA#3 for perf. Run
22:00 - 00:00: Disconnected lubricator and m/u BHA#3 for perf. Run Added 30 litr ramex 50/50 MEG in riser.

24-hour summary: Received add-on drum with new 7/16'' cable from onshore. Leak tested lubricator. RIH with BHA#3 perf. Run# 1.
Hourly activities:
00:00 - 01:00: Leak tested QTS to 20/345 bar 5/10 min. Equlized SV and HMV using MEG. WHP 75 bar.
01:00 - 05:00: RIH w/bha by gravity from 0 m to 3390 m, WHP 75 bar. Toolstring stopped at 3390 m. Depth p/u weight 400 m 3200 lbs 1200 m 4100 lbs 2000 m 5500 lbs 2800 m 6600 lbs 3200 m 6200 lbs friction factor 0,25.
05:00 - 05:25: RIH with tractor activated from 3390 m to 3520 m.
05:25 - 06:00: Correlated from 3520 m across pup joint at 3472 m at 10 m/min. Stopped at 3442 m. Activated tractor.
06:00 - 06:50: Tractored down at 10 m/min from 3442 m to 3810 m.
06:50 - 09:00: Performed correlation, 5 passes in interval 3810 m to 3708 m, used tractor when RIH.
09:00 - 09:10: P/u at 10 m/min to 3743 m CCL depth. Bottom BHA at 3772 m placing top shot at 3748 m and bottom shot at 3766 m. HW 5880 lbs. WHP 75,1 bar. BHP 281 bar.
09:10 - 09:15: Perforated well in interval 3748 m to 3766 m. WHP increased to 79 bar and BHP increased to 285 bar.
09:15 - 09:30: POOH at 10 m/min and logged CCL up to 3572 m.
09:30 - 10:55: Continued POOH to 500 m. Prepared for handling explosives on surface.
10:55 - 11:25: POOH to surface.
11:25 - 13:10: OOH, closed SV and HMV inflow tested same. Bled of pressure in r/u to closed drain. Flushed r/u with n2.
13:10 - 16:00: Disconnected lubricator. Production measured benzene to 10 ppm inside riser and 0 ppm outside riser. L/d BHA#3.
16:00 - 17:40: Prepared tools for BHA#4 for perf. Run#2.
17:40 - 19:30: Observed gas in cablehead, megging not satisfied. Had to ventilate gas out of cable.
19:30 - 20:50: Performed altus schlumberger tractor check.
20:50 - 21:00: Performed TBT for r/u toolstring.
21:00 - 22:55: R/u toolstring perf. Run#2. Added 40 litr ramex 50/50 MEG in riser. Leak tested QTS to 20/345 bar 5/10 min. Equlized SV and HMV using MEG. WHP 79 bar
22:55 - 00:00: RIH w/bha 1/8'' tractor and 4 1/2'' perf. Guns) by gravity from surface to 1200 m.

24-hour summary: RIH with BHA#3 perf. Run#1. Perforated with top shot at 3748 m and bottom shot at 3766 m. POOH and l/d BHA. Prepared and RIH with BHA#4 for perf. Run#2.
Hourly activities:
00:00 - 02:05: Continued RIH by gravity from 1200 m to 3392 m, WHP 79 bar. Toolstring stopped at 3392 m. Depth p/u weight 400 3200 lbs 800 3700 lbs 1200 4100 lbs 1600 4950 lbs 2000 5500 lbs 2400 6300 lbs 2800 6600 lbs 3200 6200 lbs friction factor 0,19
02:05 - 02:30: RIH with tractor activated from 3392 m to 3610 m. Average running speed 15 m/min.
02:30 - 03:50: Performed 3 orientation passes from 3610 m 3450 m. Used tractor when RIH
03:50 - 05:05: Correlated across interval 3610 3450 m. Positioned gun with top shot at 3540 m and bottom shot at 3552 m. WHP 79 bar. BHP 285. 5
05:05 - 05:10: Perforated well in interval 3540 m to 3552 m. WHP increased to 82,5 bar and BHP increased to 289 bar.
05:10 - 06:00: POOH with perf. Run#2 from 3540 m to surface at 30 m/min.
06:00 - 07:45: Continued POOH to surface.
07:45 - 08:25: OOH, closed SV and HMV. Inflow tested HMV. Siwhp 81 bar.
08:25 - 09:40: Bled of pressure in lubricator and purged r/u with n2 to closed drain.
09:40 - 11:20: Disconnected lubricator and l/d BHA 1/8'' tractor and 4 1/2'' perf. Guns). All shots fired.
11:20 - 13:20: Spooled out cable. Altus tractor checked BHA components.
13:20 - 15:25: Built new cable head. Performed torsion test on cable had more than 10 turns, cable OK.
15:25 - 16:00: Function tested BHA on deck, had some problems with telemetri. Altus not able to communicate with tractor.
16:00 - 18:00: Altus tractor troubleshoted communication problems with tractor. Altus tractor re-started surface equipment and function tested OK.
18:00 - 20:00: Tested toolstring for perf. Run#3 and checked equipment according to schlumberger check list.
20:00 - 20:15: Performed TBT for m/u BHA#5 for perf. Run#3
20:15 - 21:15: M/u BHA#5 for perf. Run#3. Added 30 liter ramex and 50/50 MEG.
21:15 - 21:50: Leak tested QTS to 20/345 bar 5/10 min. Equlized SV and HMV using MEG. WHP 83 bar.
21:50 - 00:00: RIH w/bha#5 1/8'' tractor and 4 1/2'' perf. Guns) by gravity from surface to 2800m.

24-hour summary: RIH with perf. Run#2. Perforated with top shot at 3540 m and bottom shot at 3552 m. POOH and l/d BHA. Prepared and RIH with BHA#5 for perf. Run#3.