Hourly activities:
00:00 - 00:30: Attempted to RIH through DHSV and experienced a 1 m drop of the toolstring after initial hold up. Made several more attempts to run through DHSV.
00:30 - 03:00: RIH with toolstring through DHSV to 515 m and pulled back up to ensure valve was fully open. Continued RIH with combination toolstring on 7/16" EWL from 485 m to 3027 m dyp). Hung up at 7" liner PBR and made several attempts to enter 7" liner. Continued RIH with combination toolstring from 3027 m to 3260. 5 m dyp). RIH tension was 1900 lbs and PU tension was 5100 lbs at 3250 m MD. RIH speed was 30 m/min. RIH speed inside 7" liner was 20 m/min. Tension inside 7" liner was higher than simulated of MAX safe pull to be able to break weakpoint).
03:00 - 03:30: Tagged top of TCP guns at 3260. 5 m open hole log)/ at 3258. 5 m pip-tag in tally). Made GR-CCL correlation log from 3260. 6 m to 3029 m of 7" liner).
03:30 - 05:30: POOH with combination toolstring on 7/16" EWL from 3029 m to OOH. Ran carefully through DHSV at 497 m MD. Pulled cable head into tool catcher.
05:30 - 06:00: Closed SV partly and verified toolstring out of hole. Recorded siwhp 81 bar. Closed HMV and bled down pressure above to 5 bar.
06:00 - 07:30: Inflow tested HMV 81 bar/10 min OK. Opened KWV and SV 10 turns. Bled off pressure to zero to closed drain and purged riser with nitrogen. Closed KWV. Bled off remaining pressure in lubricator through needle valve. Closed SV.
07:30 - 08:00: Broke lubricator at in-situ sub and LD combination toolstring. Found centered circular impression on lead impression block confirms that part of running tool for TCP gun hanger was lost in hole and is sitting at the top of the TCP gun hanger.
08:00 - 08:30: Installed PLT toostring in riser and MU in-situ sub. Leak tested in-situ sub to 30/200 bar for 5/10 min. OK.
08:30 - 09:00: Opened KWV. Equalized and opened HMV using CMT pump and 100 MEG. WHP was 85 bar. Closed KWV.
09:00 - 11:30: RIH with PLT toolstring on 7/16" EWL from surface to 2929 m MD. Ran carefully through DHSV at 492 m. Performed station log and checked readings against DHPG. Continued RIH with PLT toolstring on 7/16" EWL from 2929 m to 3030 m MD.
11:30 - 14:00: Logged PLT down/up and performed shut-in calibration passes from 3030 m to 3255 m MD. Pass 1 down/up speed 10 m/min pass 2 down/up speed 20 m/min pass 3 down/up speed 30 m/min pass 4 down/up speed 40 m/min
14:00 - 16:30: RIH with PLT on 7/16" EWL from 3030 m to 3255 m MD. Took stationary PLT readings at 3245 m MD 3233 m MD 3200 m MD 3154 m MD POOH with PLT toolstring from 3154 m to 3080 m MD. Spinner response appr 2. 0 RPS. Moved even further up to 2915 m. Still spinner response 2. 0 RPS. Decided to go down to 3080 m again.
16:30 - 23:30: Beaned up well in increments to 4500 sm3/d. Obtained stable FBHP less than 0. 1 bar variance for 1 HR) of 276,6 bar at DHPG.
23:30 - 00:00: Logged PLT down/up and performed high rate passes from 3030 m to 3255 m MD. Pass 1 down/up speed 10 m/min

24-hour summary: Inflow tested HMV to 81-5 bar/10 min. Broke lubricator and LD toolstring. Installed PLT toolstring in riser. MU lubricator and leak tested at in-situ sub. Equalized and opened HMV. RIH with PLT toolstring on 7/16" EWL from surface to 2929 m. Performed stationary logging at DHPG depth. Continued RIH from 2929 m to 3030 m to perform shut-in station logs and 4 PLT tool calibration passes in the interval 3030 m to 3255 m MD. Bean up well to 4500 sm3/day. Performed station logs and 4 high rate flowing PLT passes in the interval 3030 m to 3255 m MD. Choked back flow to 3000 sm3/day. Performed station logs and 4 medium rate flowing PLT passes in the interval 3030 m to 3255 m MD.