Hourly activities:
00:00 - 00:15: Continued to circulate 1 1/2 open hole volume, 1140 LPM 78 bar.
00:15 - 01:30: Reduced pump rate to 200 LPM. Dropped the ball from the CMT head with liner in tension and chased the ball with 500 LPM 30. 6 bar. Landed ball after 653 stks pumped. Pressured up to 135 bar. Held 2 min. Bled down to 70 bar. Sat down 25 MT of drill pipe weight to verify that hanger was set. OK. Continued to pressure up to 175 bar to relese setting tool. Held 1 min. Continued to pressure up to shear out ball seat. Sheared at 228 bar. PU to verify that liner was released. Up weight 158 MT down weight 134 MT.
01:30 - 03:00: Sat down weight to 130 MT. Established circulation while rotating and increased pump rate in steps up to 1200 LPM 74 bar, 20 RPM 10-12 KNM. Pumped 95 m3. Meanwhile held pre-job meeting for CMT job.
03:00 - 05:30: Pumped 10 m3 base oil, 780 LPM 80 bar and 15 m3 of 1. 65 SG tuned spacer e+ at 665 LPM 80 bar with mud pumps while rotating liner 15 RPM 12 KNM. Lined up to CMT unit through CMT hose. Dropped dart to release bottom wiper plug. Mixed and pumped 15. 9 m3 1. 90 SG cement slurry at 680 LPM 80 bar and displaced cement with 0. 9 m3 freshwater to rig floor. Dropped dart to release top wiper plug. Lined up to rig pumps and pumped 19 stks before flag indicated dart had dropped. Displaced cement with 45 m3 OBM at 1200 LPM, 15 RPM 15-18 KNM with full returns. Slowed down pump rate to 500 LPM after 1930 strks. FCP 42 bar. Stopped pumping after 2052 19 2071 strks pumped. Observed torque increased to 26 KNM after 2071 strks pumped, but had no bump.
05:30 - 06:00: Checked for back flow. OK. RD CMT hose.
06:00 - 08:00: Sat TSP packer according to weatherford procedure. Closed annular and pressured up to 300 bar. Pressure tested TSP packer to 300 bar 10 min with 1. 45 SG OBM.
08:00 - 09:15: Released liner hanger RT by pressuring up to 70 bar. Pulled and measured RT out of PBR. Increased rate to 1000 LPM when pressure dropped. Dropped 2 sponge balls and circulated DP clean. Circulated out excess CMT, 2000 LPM 80 bar. Observed CMT and spacer in returns. Circulation pressure increased to 98 bar and then level out.
09:15 - 10:15: Lo CMT head and 10 ft pup joint.
10:15 - 18:45: POOH with 7" liner hanger RT on 5 1/2" DP from 2667 m to 112 m MD. RU rollers on HTS and cleared rig floor of excess equipment prior to lo pipe in singles. Lo 13 stds of 5 1/2" DP 24. 7 lbs/ft in singles. Pumped 3 m3 1. 63 SG slug, 1000 LPM 7 bar at 594 m.
18:45 - 20:30: POOH with 7" liner hanger RT on HWDP from 112 m to OOH. Removed ps21 auto slips and installed manual slips. Disconnected HTS back rollers. Bo and LD 7" liner hanger RT. Found both wiper plugs attached to liner hanger RT and both darts and one sponge ball inside RT.
20:30 - 21:45: Changed to 3 1/2" handling equipment. PU 3 1/2" fishing assembly. Broke connections and lo m rsk pup joint and XO. Cleaned and cleared rig floor.
21:45 - 00:00: RU 7" CSG tong and handling equipment. Inspected PRS dies and rollers.

24-hour summary: Sat liner hanger packer. Released liner hanger RT and circulated out excess cement. POOH and LD liner hanger RT with wiper plugs attached. Bo and LD fishing BHA. RU 7" CSG equipment. RIH with 7" liner stds to 738 m. POOH and lo 7" liner in singles from 738 m to 671 m.