Hourly activities:
00:00 - 02:45: RIH with 13 3/8" casing stand from 1848 to 2362 m. Running speed 166,5 m/hr. Filled every stand while RIH. Counted remaining joints on deck.
02:45 - 03:00: Performed pre-job meeting prior to r/d 500 ton elevator and b/o fill up tool from TDS. Install BX-ELEVATOR.
03:00 - 04:00: R/d 13 3/8" casing equipment. R/d 500 ton elevator and b/o fill up tool from TDS. Installed BX-ELEVATOR.
04:00 - 04:30: P/u and m/u 13 3/8" casing hanger. Removed seal protection and inspected hanger seal area.
04:30 - 05:45: R/d 13 3/8" casing equipment. Removed FMS slips from rotary. Lowered 13 3/8" casing hanger below rotary to 2372 m. Installed master bushing. Installed inner bushings and manual slips. R/d casing tong.
05:45 - 06:00: RIH with 13 3/8" casing on 5 1/2" HWDP landing string to 2413 m.
06:00 - 06:15: RIH with 13 3/8" casing on 5 1/2" HWDP landing string from 2413 m to 2453 m.
06:15 - 07:45: Washed down 13 3/8" casing on 5 1/2" HWDP landing string with 500 LPM,13 bar from 2453 m to 2505 m. Took weight 2493 m 6-12 ton.
07:45 - 08:00: B/u double from stand and r/b in FWD PRS.
08:00 - 08:45: P/u and m/u cement head. Installed valves and cement line.
08:45 - 09:15: M/u TDS and established circulation with 500 LPM, 18 bar. Landed off casing at 2507,8 m and sat down all weight. Set hanger according to vetco procedure. Took 2-3 ton tension.
09:15 - 11:30: Circulated 1 x casing 195 m3 with 2500 LPM, 35 bar. No losses observed. Performed pre-job meeting prior to perform cement job. Surface line tested to 27 bar. Trapped 20 bar behind lower IBOP.
11:30 - 11:45: Pumped 25 m3 of 1,6 SG spacer with 2100 LPM, 23 bar through TDS with rig pumps. Trapped 20 bar behind lower IBOP. Released dart for bottom wiper blug.
11:45 - 13:30: Mixed and pumped 30,9 m3 of 1,92 SG cement slurry with 636 LPM, 18 bar. Released top dart. Displaced the cement to the rig floor with 1,5 m3 of drill water. Zeroed stroke counters. Observed bottom dart landed in bottom wiper plug after 970 ltr. Shear pressure 117 bar. Observed top plug shared after 700 ltr, 64 bar. Full returns during cementing.
13:30 - 15:00: Released top dart and displaced cement using rig pumps with 2500 LPM, 8 bar. Decreased to 2000 LPM prior to shear BTM plug at 135 bar, 6686 stroke. Top plug landed at 8250 stroke. FCP 10 bar. Full returns during displacement.
15:00 - 15:30: Pressure tested 13 3/8" casing to 270 bar for 10 min using rig pumps. Test OK. Bleed off pressure to trip tank to 22 bar observed for pressure build up, non observed. Bled off remaining pressure to zero. Observed for back flow, no flow observed.
15:30 - 16:00: Flushed lines from cement unit to rig floor until clean. Removed surface lines and control lines from cement head.
16:00 - 19:00: Set seal assembly as per vetco instruction. Flushed lines, performed line test 345 bar, 70 ltr pumped and received. Closed annular and install seall assy as per vetco procedure. Applied 20/207 bar to stroke down MS seal. Volume pumped 317 ltr, volume recieved 306 ltr. Tested seal assy as per vetco procedure with 45 ton overpull. Close annular and pressure test MS seal assy to 20/345bar 5/10 min as per procedure. Observed 2 bar drop off on low pressure test, bled off pressure and functioned annular open/close and performed re test. Observed drop on low pressure test with annular, bled off pressure. Closed lower pipe pams and attempt to test seal assy no success.
19:00 - 20:00: Evaluated leak on line test. Test surface lines 20/345bar 5/10min, function all valves. Lined up on cement line also test line to eliminate posible leaking valves. Good test.
20:00 - 21:00: Closed annular and pressure tested seal assy 20/345 bar, 5/10 min.
21:00 - 21:15: Released padprt as per vetco procedures POOH from 139 m to 137 m.
21:15 - 21:30: Performed pre-job meeting prior to b/o and l/d cement head and padrpt.
21:30 - 22:15: B/o and l/d cement head and padrpt.
22:15 - 22:30: Cleaned and cleared rig floor of excess equipment.
22:30 - 23:00: Installed 2 sponge balls in string circulated pipe clean weth 3500 LPM, 42 bar.
23:00 - 00:00: POOH with padrpt from 137 m and l/d same.

24-hour summary: RIH with 13 3/8" casing to 2362 m. R/d 13 3/8" casing equipment. RIH 13 3/8" casing on landing string, m/u cement head. Landed 13 3/8" casing at 2507,8 m. Performed cement job on 13 3/8" casing. Sat and pressure tested seal assy. POOH and l/d CSG running tool.