Hourly activities:
00:00 - 00:45: Continued to rig up 9 5/8" liner handling equipment on rig floor.
00:45 - 01:30: Picked up 9 5/8" liner shoe and filled same with 1. 40 SG mud and verified integrity of float OK. Made up and ran in hole with 9 5/8" liner intermediate joint tube-locked connection.
01:30 - 02:00: Made up and ran in hole with float collar joint filled liner with 1. 40 SG mud and verified integrity of float OK. Picked up and made up first standard 9 5/8" liner joint. Tube-locked connections.
02:00 - 06:00: Ran in hole with 9 5/8" liner from 40 m to 330 m. Filled every 3rd liner joint with 1, 40 SG mud.
06:00 - 06:30: Changed hose on hydraulic power slips.
06:30 - 07:00: Ran in hole with 9 5/8" liner from 330 m to 351 m. Filled every 3rd liner joint with 1. 40 SG mud.
07:00 - 07:15: Held pre job meeting with crew.
07:15 - 07:30: Ran in hole with 9 5/8" liner from 351 m to 375 m. Filled every 3rd liner joint with 1. 40 SG mud. Unable to released draw work park bakes.
07:30 - 09:45: Troubleshot joystick on drillers operating chair. Installed joystick from assistant drillers chair on drillers operating chair.
09:45 - 10:15: Ran in hole with 9 5/8" liner from 375 m to 423 filled every 3rd liner joint with 1. 40 SG mud.
10:15 - 11:15: Made up circulation swage and DP safety valve. Connected TDS. Circulated liner volume with 2000 LPM, 12 bars. Bo circulation swedge and DP safety valve. Recorded weights prior to enter open hole up weight 94 tons, down weight 90 tons.
11:15 - 14:00: Ran in hole with 9 5/8" liner from 423 m to 424, 4 m. Took weight at 424, 4 m window). Maximum set down weight 17 tons. Made several attempts to pass through window with various orientations. Bo last liner joint and installed same in hydraulic mouse hole. Installed circulation swage and DP safety valve. Stabbed liner joint and circulation assembly with PRS. Made up liner joint with casing tong. Connected TDS.
14:00 - 14:15: Established rotation with 5 RPM and 1-2 KNM. Ran liner through window with rotation from 424 m to 435 m. Broke out circulation swage.
14:15 - 16:15: Ran in hole with 9 5/8" liner from 435 m to 589 m. Filled every 3rd liner joint with 1,40 SG mud. Filled string. Confirmed remaining liner joints on deck-ok.
16:15 - 16:30: Held pre job meeting prior to installing liner hanger.
16:30 - 16:45: Changed from 9 5/8" to 5 ½" handling equipment.
16:45 - 18:15: P/u 9 5/8" liner hanger assembly from deck, made up MX ball seat/dual wiper plugs to running tool. Held pre-job safety meeting with involved personnel prior to operations. M/u and RIH with liner hanger assembly, set slips and filled liner PBR with drill water. Up/down weights 117 99 tons.
18:15 - 19:00: Rigged down casing tong.
19:00 - 21:30: RIH with 9 5/8" liner on 5 ½" landing string from 598 m to 984 m took 13 ton weight at 670 m, 722 m and 852 m. Washed down from 984 m to 997 m. Tagged bottom with 5 tons. Picked to up weight 1 m.
21:30 - 22:30: Displaced well to 1, 20 SG WBM with 2090 LPM, 46 bars.
22:30 - 23:15: M/u cementing head and connected surface line. Broke circulation with 500 LPM 8 bar, washed down with 9 5/8" liner string from 994 997 m. Took up/down weights 132 tons. Positioned 9 5/8" liner shoe at 995 m.
23:15 - 00:00: Gradually increased pump rate to 2000 LPM 45 bar, circulated open hole volume with 1. 20 SG mud. Rotated the liner with 20 RPM and 10-19 KNM.

24-hour summary: Changed hose on hydraulic power slips. Made up and ran in hole with 9 5/8" liner from 330 m to 375 m. Changed out joy stick on drillers chair. Made up and ran in hole with 9 5/8" liner from 375 m to 589 m. liner through casing window). Installed liner hanger. RIH with 9 5/8" liner on 5 ½" landing string from 589 m to 985 m. Circulated and conditioned mud. Set liner hanger. Cemented 9 5/8" liner and set TSP liner packer. Circulated out possible excess cement and to clean landing string. Pulled out of hole with landing string from 400 m to 370 m. Continued circulating the hole clean due to water u-tube out of pipe.