bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 02:45: RIH with 7" 29# s13 cr tubing from 238 m to 561 m MD. Running speed 30 sec per joint. Checked self filling of tubing OK.
02:45 - 03:15: Handover for short change of m rsk crew. Held toolbox talk for continued operations. Greased PS-30 and elevator.
03:15 - 06:00: RIH with 7" 29# s13 cr tubing from 561 m to 750 m MD. Reduced running speed to 1 min per joint in 9 5/8" casing. Checked self filling of tubing OK.
06:00 - 06:45: RIH with 7" 29# s13 cr tubing from 750 m to 834 m MD.
06:45 - 08:00: Bad make up on joint laid out same. Broke out box on joint Inspected pin and made up new box on joint Moved mobile cherry picker to aft part of drillfloor for use on aft PRS.
08:00 - 10:00: RIH with 7" 29# s13 cr tubing from 834 m to 963 m MD.
10:00 - 10:45: Bad make up on joint laid out same. Broke out box on joint Inspected pin and made up new box on joint
10:45 - 15:00: RIH with 7" 29# s13 cr tubing from 963 m to 1345 m MD.
15:00 - 16:15: Not able to make up joint laid out same. Inspected box negative. Laid out joint 145.
16:15 - 17:45: RIH with 7" 29# s13 cr tubing from 1333 m to 1434 m MD.
17:45 - 18:00: Inspected threads on joint negative laid out joint.
18:00 - 18:30: RIH with 7" 29# s13 cr tubing from 1434 m to 1455 m MD.
18:30 - 19:45: Inspected threads on joint negative laid out joint. M rsk crew change and toolbox talk.
19:45 - 00:00: RIH with 7" 29# s13 cr tubing from 1455 m to 1743 m MD.

24-hour summary: Ran 7" tubing from 750 m to 2164 m MD. Picked up and made up completion assy#3 DHSV.
Hourly activities:
00:00 - 01:45: RIH with 7" 29# s13 cr tubing from 1743 m to 1938 m MD.
01:45 - 02:30: Bad make up on joint laid out same. Washed and inspected threads on pipedeck. Applied API mod lubeseal dope to pin ends on pipedeck.
02:30 - 05:15: RIH with 7" 29# s13 cr tubing from 1938 m to 2164 m MD.
05:15 - 05:30: Held toolbox talk prior to picking up completion assy#3 DHSV. Counted joints left on deck 84 OK.
05:30 - 06:00: Picked up completion assy#3 DHSV. Made up completion assy#3 and ran through RT. Isolated pipe guides on PS-30 slips.
06:00 - 08:00: PU and installed one tubing joint above trscssv assembly. Flushed control line. Connected control line to trscssv and leak tested to 570 bar/10 min. Bled pressure down to zero. Checked slips alignement. Made guide arrangement for control line from tubing to CL drum. Pressured up control line to 420 bar to keep trscssv open while RIH.
08:00 - 16:30: RIH with 7" 29# s13 cr tubing with CL and clamps from 2164 m to 2645 m MD. Up weight 172 MT down weight 141 MT. Distance between up and down weight was 0. 3 m.
16:30 - 17:00: Held tool box talk before entering 7" liner.
17:00 - 17:45: Lined up to pump down kill line and to be able to observe overflow from top of tubing. Verified line up with 15 bar.
17:45 - 18:30: RIH with 7" 29# s13 cr tubing with CL and clamps from 2645 m to 2649 m MD. Closed annular BOP at 280 psi. Attempted to reverse circulate, NEG. Leaked through annular. Closed annular BOP at 580 psi. Reverse circulated using clean brine at 50 LPM 3 bar and 100 LPM 3. 5 bar to get a reference. Observed returns. Stopped circulating and opened annular BOP.
18:30 - 21:00: RIH with 7" 29# s13 cr tubing with CL and clamps from 2649 m to 2659. 8 m MD. Performed reverse circulation exercise 50-100 LPM 3. 5 bar. Moved string down in 30 cm increments from 2659. 8 m to 2662. 2 m and repeated reverse circulation exercise with same pressure response LPM 3. 5 bar).
21:00 - 23:15: POOH with 7" 29# s13 cr tubing with CL and clamps from 2662. 2 m to 2644 m MD. PU 2. 89 m pup joint to space out to be able to close annular without a coupling or a clamp in the interval. RIH with 7" 29# s13 cr tubing from 2644 m to 2662. 2 m MD.
23:15 - 00:00: Performed reverse circulation exercise 50-100 LPM 3. 5 bar. Moved string down in 20 cm increments from 2662. 2 m to 2662. 8 m.

24-hour summary: RIH with 7" tubing from 2164 m to 2661 m MD. Entered 7" liner PBR with lower most seal on seal stem at 2664. 3 m. Spaced out tubing. Installed tubing hanger. Terminated control line.
Hourly activities:
00:00 - 00:30: POOH with running string and LD RT.
00:30 - 02:45: RD completion handling equipment.
02:45 - 03:45: PU 2 joints of 5 1/2" HWDP and RIH and drained riser.
03:45 - 06:00: ND and pulled diverter.
06:00 - 10:15: Continued ND diverter. Went trough SJA and procedure with day crew. Attached slings to slick joint. Prepared barriers, handrails and slings. Lifted out diverter. Installed outer ring and master bushings. Loosened nuts on slick joint.
10:15 - 12:00: Held tool box talk and reviewed SJA and procedures. Disconnected tension cylinders in WH module.
12:00 - 13:15: ND nt2 connection on BOP. Informed production department to shut in well at 12. 30.
13:15 - 14:00: Waited on production to shut in well. Meanwhile removed 2 HP hoses connected to WH.
14:00 - 14:45: ND slick joint and BOP.
14:45 - 16:15: Dismantled scaffolding on nt2 connection in moonpool and installed slings on riser. RU for disconnecting riser nt2 connection and disconnected same.
16:15 - 17:30: Dismantled scaffolding in moonpool. PU riser and terminated control lines on well head. Installed carrier on HTS. Installed hatch on weather deck and master bushings on rig floor. Hoisted riser to rig floor and retracted same.
17:30 - 19:15: Disconnected control lines from communication collar and hoisted same to rig floor. Installed hatch in moonpool. Installed outer ring and master bushings on rig floor. Installed anti vibration ring on th. Removed one control line exit block on multi bowl. Unwrapped required length of CL around th neck and fed control line through dedicated port on multi bowl. Fed high pressure packings and fittings onto CL and MU fittings to threads in multi bowl. Installed dart in BPV in th by hand. Installed 137 VG seal ring on top of multi bowl and VG 63 seal ring on top of th.
19:15 - 20:30: Removed hatch to f-4. Lowered spacer spool down from rig floor with TDS until nt2 box connector landed out on top of WH. MU locking dogs until connection leveled out. MU actuation screws with 800 ft-lbs. Disconnected slings and removed same. Pressure tested and energized BT seals through ports 7/8. Tested VG 63 connection trough test port 9/10 to 35 bar/5 min. Tested th void, grafoil seals and BT seals 35/380 bar for 5/10 min via test port 5/6. MU ferrule swagelock fittings for CL. Installed seal rings and CL exit block. Installed seal ring on top of spacer spool.
20:30 - 00:00: Skidded cantiliver 1. 5 m starboard and as far aft as possible to be able to possition crane for lifting XMT.

24-hour summary: ND BOP and surface riser. Installed spacer spool on WH and dart in BPV. Skidded rig to lift XMT into wellhead module. Lifted XMT on to f-4 spacer spool.
Hourly activities:
00:00 - 02:00: Held tool box meeting. Connected crane hook to one of the two chackles in the end of the chain hoist and wire sling. Disconnected transport plate. Lifted XMT to wireline deck and landed it on wooden beams, where it hung suspended in crane hook and resting on wooden beams with 1 MT.
02:00 - 05:15: Skidded rig to sea fastening position to gain access for lifting XMT with the port aft deck crane.
05:15 - 06:00: Held tool box meeting. Attempted to lift XMT from wireline deck to f-4 wellhead. Could not reach f-4. Decided to skid further to starboard.
06:00 - 07:00: Skidded 0. 6 m further starboard and reached MAX skidded position starboard and FWD fastning position).
07:00 - 09:00: Unable to reach f-4 and f-5 with port aft deck crane. Evalutated alternative methode for landing of XMT. Meanwhile held toolbox meeting and went through procedures and SJA with day crew.
09:00 - 10:30: Skidded port and aft out to f-4. Meanwhile lined up from CMT onto f-12 kill valve. Lined up over choke manifold to equalize above trscssv. Tested lines. Equalized trscssv with 84 bar and opened same. Started production from f-12.
10:30 - 11:00: Held time-out for safety. Talked about everyones right to stop the operation if anything is unclear or confusing. Went through operational plan and safety aspects involved.
11:00 - 12:00: Installed staircase to cantiliver.
12:00 - 13:30: Removed big moonpool hatch and lowered XMT to moonpool. Re-installed hatch.
13:30 - 15:30: Transfered XMT from turtle to weather deck and skidded cantiliver to port and FWD to position XMT in center.
15:30 - 16:15: Waited on production to shut in well.
16:15 - 16:45: Attached TDS to XMT. Positioned and disconnected base plate.
16:45 - 17:30: Skidded rig FWD and port to position XMT over f-4 for final installation. Meanwhile bled down all pressures on f-12 to zero bar.
17:30 - 18:45: Moved hatch on weather deck to allow XMT to pass through. Lowered XMT until 1 m above f-4 spacer spool.
18:45 - 20:15: Held tool box meeting. Lowered XMT on to spacer spool with TDS and verified correct orientation. MU graylock connection. Re-built scaffolding around XMT for proper working environment. Checked alignment of flanges between flow hose and XMT. Pressure tested seal ring 35 bar/10 min through test port 3/4 on spacer spool to confirm proper seal.
20:15 - 00:00: Installed flow line spool. Disconnected lifting wire from TDS. Connected flexible flow line to flow line spool. Re-installed hatch.

24-hour summary: Lifted XMT on to f-4 spacer spool. Installed XMT assy and flowline. Waited on production department to start production from f-12. Pressure tested line up from CMT unit to 20 bar for 5 min against XMT KWV.
Hourly activities:
00:00 - 02:45: Postphoned XMT tests to assist production to start up f-12. Lined up from CMT onto f-12 kill valve. Lined up over choke manifold to equalize above trscssv. Tested lines. Equalized trscssv and opened same. Started production from f-12.
02:45 - 06:00: Held tool box meeting. Opened HMV with seawell test pump. Lined up from CMT unit and connected hose on KWV. Performed line test to 20 bar for 5 min.
06:00 - 07:30: Trouble shoot line up from CMT unit through valves and hose from moonpool to KWV due to failing line test. Detected exhaust fumes in WH area.
07:30 - 08:15: Exhaust fumes in well head area. Abandoned WH. Shud down on of the gas turbines to reduce exhaust fumes.
08:15 - 08:30: Performed line test to 30/380 bar for 5/10 min against KWV. 2. 2 bar drop on high pressure test.
08:30 - 10:15: Attempted to pressure test XMT body and VG 63 ring to 30/380 bar for 5/10 min against dart in BPV. Failed due to leaking dart/bpv.
10:15 - 12:30: Held tool box talk. Removed XMT tree cap. Opened HMV. RIH with retrieving tool for dart on stinger and retrieved dart. POOH with dart. RIH and installed new dart. Flushed XMT. Closed HMV.
12:30 - 13:00: Attempted to pressure test XMT body and VG 63 ring to 30/380 bar for 5/10 min against dart in BPV. Failed due to leaking dart/bpv.
13:00 - 14:00: Pulled dart and BPV. Installed a new BPV and dart. Flushed XMT.
14:00 - 14:30: Pressure tested XMT body and VG 63 ring to 30/380 bar for 5/10 min against dart in BPV. 2. 5 bar drop on high pressure test.
14:30 - 16:00: Pressured up to 130 bar against BPV dart. Close MMV and bled off pressure above MMV to 10 bar. Inflow tested MMV to 120 bar differential pressure for 15 min. 1. 9 bar drop. Equalized pressure above MMV. Opened MMV and closed HMV. Bled of any pressure above HMV to 10 bar. Inflow test HMV to 120 bar differential pressure for 15 min. 2. 4 bar drop. Equalized pressure across HMV. Opened HMV. Bled off pressure. Closed valves.
16:00 - 17:00: Removed XMT tree cap. Opened HMV. RIH with retrieving tool for dart on stinger and retrieved dart. POOH with dart. Pulled BPV from th.
17:00 - 17:30: Re-installed XMT tree cap. Close HMV. Test three cap 380 bar/10 min against SV. Bled off pressure.
17:30 - 18:00: Pressure test trscssv CL exit block to 570 bar/15 min, using bot pump. Test OK. No indication that trscssv opened. Bled off 155 ML on line.
18:00 - 19:00: Evalutated options for flushing flowline and made plan for flowline test. Handover with new crew.
19:00 - 20:45: Held tool box meeting. Hooked up flexible hose and lined up for pressure testing flowline. Flushed through XMT PWV, KWV and lo-torque to cement unit with pot-water.
20:45 - 21:30: Attempted to pressure test flow line and XMT to 30/345 bar for 5/10 min. Observed leak at flange on flexible hose.
21:30 - 00:00: Inspected, greased and torqued up flange on flow line flexible hose. Meanwhile worked on varco bolts on aft PRS and installed tension cylinders on f-14.

24-hour summary: Pressure tested XMT. Pulled dart and BPV in th. Pressure tested flowline. Started commisioning XMT.
Hourly activities:
00:00 - 02:15: Inspected, greased and torqued up flange on flow line flexible hose. Meanwhile worked varco bolt on aft PRS and installed tension cylinders on f-14.
02:15 - 04:00: Flushed through XMT to CMT unit prior to testing flowline. Pressure tested flow line and XMT to 30/345 bar for 5/10 min. 1. 1 bar drop on low pressure test and 1. 7 bar drop on high pressure test.
04:00 - 06:00: Commisioned XMT. Meanwhile worked on varco bolts on aft PRS and installed tension cylinders on f-14.
06:00 - 12:00: Installed instrumentation on f-4 XMT. Connected umbilical to bulk head plate. Meanwhile changed out chain on HTS, emptied trip tank and repaired sensor on gate valve shakers. Started to change out one tension cylinder on f-14. Carried out work scope with climbers in derrick.
12:00 - 12:45: Waited on production to restart after production shut-down.
12:45 - 16:30: Energized instrumentation on XMT. Meanwhile changed out one tension cylinder on f-14 and cleaned area. Lined up from cement unit onto f-12 kill valve. Lined up over choke manifold. Equalized trscssv with 94 bar and opened same. Started production from f-12. Carried out work scope with climbers in derrick.
16:30 - 17:00: Function tested XMT pressure transmitters. Meanwhile retrieved base plate from weather deck to moonpool. Carried out work scope with climbers in derrick.
17:00 - 19:30: Mounted umbilical termination plate on XMT. Meanwhile performed housekeeping on cantilever. Carried out work scope with climbers in derrick.
19:30 - 21:30: Tested annulus pressure transmitters on XMT. Meanwhile worked on varco bolts on aft PRS. Built suspended scaffolding for repair on FWD PRS. Parked and landed BOP on test stump.
21:30 - 22:45: Function tested PWV and HMV on XMT with process operator present. Feed back on valve position to process control room read OK. Meanwhile continued building suspended scaffolding for FWD PRS in paralell with securing bolts on aft PRS.
22:45 - 00:00: Commenced commisioning of XMT. Verified documentation from vetco gray and aibel. Performed pre-commisioning checks. Meanwhile continued building suspended scaffolding for FWD PRS in paralell with securing bolts on aft PRS. Started to lift parts for FWD PRS onto scaffolding.

24-hour summary: Completed instumentation on XMT. Commenced commisioning.
Hourly activities:
00:00 - 06:00: Performed pre-commisioning checks of valves on XMT. Function tested MMV and SV and XMT with process operator present. Feed back on valve position to control room read OK. Meanwhile continued building suspended scaffolding for FWD PRS in paralell with securing bolts on aft PRS.
06:00 - 07:00: Performed pre-commisioning checks of valves on XMT. Function tested MMV and SV and XMT with process operator present. Feed back on valve position to control room read OK. Meanwhile continued building suspended scaffolding for FWD PRS in parallell with securing bolts on aft PRS.
07:00 - 17:00: Commisioned XMT. Meanwhile performed derrick inspection with climbers and worked on BOP.
17:00 - 00:00: Waiting on WL equipment and personnel to arrive on rig. Completed commisioning of XMT 38 hrs ahead of plan. Meanwhile erected scaffolding platform for FWD PRS and performed 3-montly maintenance on BOP.

24-hour summary: Commisioned XMT. Waited on WL equipment and personnel to arrive on rig.
Hourly activities:
00:00 - 06:00: Waiting on WL equipment and personnel to arrive on rig. Meanwhile erected scaffolding platform for FWD PRS and performed 3-montly maintenance on BOP.
06:00 - 11:00: Waiting on WL equipment and personnel to arrive on rig. Meanwhile performed derrick inspection with climbers and performed 3-montly maintenace on BOP.
11:00 - 12:30: Prepared for RU wireline equipment and tested dual and trippel BOP'S. Meanwhile equalized above DHSV on f-12 with CMT unit to re-start production. Observed leak in f-12 XMT. Meanwhile performed derrick inspection with climbers and performed 3-montly maintenace on BOP.
12:30 - 19:00: Prepared for RU wireline equipment and tested dual and trippel BOP'S. Meanwhile identified leak on f-12 XMT to be in MEG injection valve. Meanwhile performed derrick inspection with climbers and performed 3-montly maintenace on BOP.
19:00 - 20:45: Prepared for RU wireline equipment and tested dual and trippel BOP'S. Meanwhile continued to work on scaffolding platform for FWD PRS.
20:45 - 00:00: Held tool box meeting. Spotted WL equipment on rig floor and hooked up BCU and pump skids. Prepared riser and BOP for lifting down to moonpool area. Meanwhile changed MEG injection valve on f-12 and re-tested valve to 325 bar/30 min.

24-hour summary: Waited on WL equipment and personnel to arrive on rig. Spotted WL equipment on rig floor. Started RU WL equipment.
Hourly activities:
00:00 - 02:15: Spotted WL equipment on rig floor and hooked up BCU and pump skids. Prepared riser and BOP for lifting down to moonpool area. Meanwhile equalized above DHSV on f-12 with CMT unit to re-start production. Production on f-12 started 02 00. Meanwhile built scaffolding bridge from cantiliver to schlumberger WL deck aft leg).
02:15 - 06:00: Held tool box meeting. Hooked up chicksan line in moonpool from CMT unit to both f-12 and f-4 with seperate high pressure hoses. Lifted off hatch on f-4. Leak tested line from CMT unit to XMT KWV with ltv4 closed 30/380 bar for 5/10 min. Dropped 0. 75 bar/10 min. Verified no pressure under XMT cap and removed same.
06:00 - 11:00: Lowered the assembled XO, pump-in sub and short riser section through the rotary with tugger from drill floor and connected it to XMT. Installed BOP'S with dual placed on top of tripple BOP.
11:00 - 12:15: Built scaffolding around BOP'S to enabling handling of riser above BOP'S.
12:15 - 13:30: Installed riser sections to rig floor.
13:30 - 17:00: Opened SV. Attempted to pressure test riser sections and BOP'S without sucess. Identified leak in FMC drain valve. Bled off pressure. Closed SV. Attempted to rectify the leaking valve without sucess.
17:00 - 21:00: Built grease injection head, with cable head already installed and one lubricator section on rig floor. PU grease injection head and one lubricator section using tugger. Connected two more lubricator sections. Installed sheave wheels. Meanwhile drained riser and installed new FMC drain valve.
21:00 - 22:15: PU and MU WL toolstring for pulling NPR plug and installed in lubricator. Connected lubricator at in-situ sub. Opened SV partly and flushed and filled lubricator with packer fluid using cement unit through KWV. Attempted to pressure test wireline rig-up. Observed leak in lubricator XO below tool catcher. Meanwhile transfered operation of HMV and trscssv to pump skid in moonpool. Production operator was present during the transfer.
22:15 - 23:00: Bo lubricator and toostring. Changed leaking o-ring in XO. MU toolstring and re-connected lubricator.
23:00 - 23:45: Opened SV partly and flushed and filled lubricator with packer fluid using cement unit through KWV. Pressure tested wireline rig-up 30/185 bar for 5/10 min against HMV. Dropped 0. 75 bar/10 min. Filled lubricator with 700 ltrs. Bled off pressure in lubricator/rig-up to CMT unit. Closed SV. Pressured up and opened HMV and trscssv using WL pump in moonpool. Observed for leak on well head for 10 min. No leak observed. Opened SV.
23:45 - 00:00: Started RIH WL toolstring for pulling NPR plug. Production shut down at 23 57 and had shut down WL unit. Re-powered up WL unit.

24-hour summary: Continued RU WL equipment. RU WL tool string with GS and equalizing prong for pulling NPR plug. Released and retracted slips in pre-installed NPR plug at 2649. 7 m MD.
Hourly activities:
00:00 - 02:15: Discussed method for PU and MU perforation guns due to uncertified lifting cap.
02:15 - 02:45: Held tool box meeting prior to PU and MU gun sections.
02:45 - 03:15: Checked GR/CCL on rig floor. Shut down power to schlumberger unit to follow procedure for MU perforation guns. Closed off rig floor, WH and XMT. Made pa announcement.
03:15 - 06:00: PU gun sections from cantiliver onto HTS with crane. Connected toolstring and swivel to gun and lifted guns into riser using both tugger and electric line with gooseneck. Connected and hung off all three gun sections in c-plate.
06:00 - 08:45: MU firing head, PGGT and new swiwel to guns hung off in riser. Connected upper toolstring to guns hanging in riser and armed guns. PU tension on toolstring and took off c-plate.
08:45 - 09:15: Connected lubricator and tested in-situ sub to 30/185 bar for 5/10 min with seawell test pump. OK.
09:15 - 13:00: Opened HMV and observed 2 bar WHP. Verified trscssv was open. Opened SV and RIH with 4. 5" TCP guns on 7/16" electric line from surface to 3442 m MD. Up weight 2850 kg running weight 1500 kg.
13:00 - 13:30: Bled 50 bar WHP down to zero through closed drain. Correlated guns to shooting depth using GR. Hanging weight 2570 kg. Fired guns and perforated interval from 3408. 5 m to 3422. 0 m MD. Positiv confirmation that guns had fired, but observed no increase in WHP.
13:30 - 15:30: POOH and logged GR/CCL to above production packer. POOH with perforation guns to OOH. Powered down logging unit at 70 m below seabed. Made pa announcement and pulled cable head into tool catcher. Closed SV to verify BHA OOH.
15:30 - 20:30: Closed HMV. Observed no WHP. Opened bleed to closed drain as a precaution. Opened needle valve and confirmed that lubricator was empty and that the well was on vacuum. Broke lubricator at in-situ sub. Bo and LD guns using sertified lifting sub. Observed that all shots had fired.
20:30 - 22:00: PU gun sections from cantiliver onto HTS with crane. MU lifting sub and lifted guns into riser. Connected and hung off all three gun sections in c-plate.
22:00 - 23:30: Built and tested new cable head. Checked CCL on rig floor. Shut down power to schlumberger unit according to procedure for MU perforation gun.
23:30 - 00:00: MU firing head, cal-b and new swiwel to guns hung off in riser. Connected upper toolstring to guns hanging in riser and armed guns.

24-hour summary: Connected firing head to guns. MU lubricator and tested against in-situ sub to 185 bar. RIH with perforation run correlate and fire guns. POOH and LD fired guns. PU and MU guns for perforation run RIH with perforation run correlate and fire guns. POOH from 3390 m to 1800 m MD.