Hourly activities:
00:00 - 01:00: Hooked up hoses for local control to HMV and DHSV. Switched valve on HMV to local control. Opened valve on DHSV exit block. Opened HMV and lined up to pump from cement unit. Applied 520 bar to DHSV control line. Pumped MEG from cement unit and equalised across DHSV with 50 bar. Volume pumped 110 liter.
01:00 - 02:00: Bled off pressure on well though closed drain system. Meanwhile held toolbox talk for gun handling. Had TOFS due to unclear competence requirements for running tugger winches.
02:00 - 03:15: Made up PGGT-D correlation tool to cable head. Tested tools according to schlumberger procedure. De-isolated HTS.
03:15 - 04:45: Ran HTS to drillfloor. Picked up 1st 4,5" 20 ft gun section with tugger and guided to well centre. Hung off guns in WL riser. Picked up 2nd 4,5" 20 ft gun section and made up same using c-spanner and chain tongs. Re-arranged lower WL sheave due to conflict with lubricator. Armed firing head. Picked up PGGT-D and firing head and made up same to guns. Ran in with guns and tagged SV at 17 m MD.
04:45 - 05:45: Stabbed on WL lubricator and made up quick union. Hooked up hose to in-situ test sub. Tested connection to 30/200 bar 5/10 min OK. Opened KVW. Opened SV partly. Topped up lubricator with 200 liter of MEG. Closed KWV and ltv2. Opened HMV. Opened SV fully. Set depths on seawell and schulumberger counters.
05:45 - 06:00: RIH with 4,5" guns on 7/16" EWL from 17 m to 440 m MD. Took up/down weights 1800/1300 lbs. Powered up shlumberger logging unit.
06:00 - 09:00: RIH with 4,5" perforating guns on 7/16" EWL from 440 m to 3155 m MD. Ran carefully thorugh dhsvat 478 m MD and verifed open by upwards pass. Up down weights below simulations. M MD up down 1000 1180 1020 2000 1430 1280 3000 1610 1443
09:00 - 10:00: Correleated perforation guns using GR/CCL and reference log.
10:00 - 10:15: Perforated interval 3148 m to 3135,5 m MD.
10:15 - 12:00: POOH with 4,5" perforating guns from 3148 m to 225 m MD. Powered down logging unit and barriered off wellbay.
12:00 - 12:15: POOH with 4,5" perforating guns from 225 m MD to surface.
12:15 - 12:30: Held toolbox talk.
12:30 - 13:00: Closed SV with 42 turns. Recorded siwhp 26,8 bar. Closed HMV. Bled down pressure to 5 bar. Inflow tested HMV and recorded XMT pressure gauge in PCR OK.
13:00 - 13:15: Opened SV/KWV and and bled off pressure in lubricator to closed drain. Closed SV/KWV.
13:15 - 13:30: Held toolbox talk for laying out perforating guns.
13:30 - 14:30: Disconnected quick union on WL riser. Hoisted out WL BHA. Hung off guns on c-plate, broke and laid down guns. Confirmed 100 detonation.
14:30 - 16:30: Cut 7/16" EWL. Built new cabel head.
16:30 - 16:45: Held toolbox talk for handling perforation guns.
16:45 - 17:15: Made 2 ea 20 ft 4,5" guns sections using c-plate, c-spanner and chaing tong.
17:15 - 18:00: Armed firing head. Made up CCL/FIRING head to perforation guns.
18:00 - 18:15: Stabbed and lubricator and made up quick union. Set depth on schlumberger and seawell counters.
18:15 - 19:15: Hooked up test hose to in-situ sub. Tested connection to 30/200 bar 5/10 min OK. Opened SV partly. Open KWV and topped up lubricator pumping MEG from cement unit. Equalised pressure across HMV with 28 bar. Closed KWV, opened HMV and SV.
19:15 - 19:30: RIH with 4,5" guns on EWL from 17 m to 215 m MD. Powered up logging unit. Removed barriers in wellbay. M MD up down 1000 1034 921 2000 1258 993 3000 1353 953
19:30 - 21:30: RIH with 4,5" perforating guns on 7/16" EWL from 215 m to 3115 m MD. Ran carefully through DHSV at 478 m MD.
21:30 - 22:15: Correlated guns using CCL and reference log. Adjusted depth as required.
22:15 - 22:30: Perforated interval 3123 m to 3135,5 m MD. Good indication on current and cable tension. Observed small flicker on siwhp.
22:30 - 00:00: POOH with 4,5" perforating guns on 7/16" EWL from 3135 m to 600 m MD.

24-hour summary: None