bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 06:00: Well shut-in for build-up.
06:00 - 18:30: Well shut-in for build-up.
18:30 - 19:00: Opened well at LPR-N valve 22 hours) and choke manifold flowed well on 23/64" adjustable choke prior to run wireline. Shut in well on choke manifold at 19 10 hours.
19:00 - 22:30: Closed lub. Valve and checked that same held pressure from below. Installed SPS toolstring and pressure tested w. L. Lubricator/stuffing- box to 250 bar against lub. Valve and failsafe valve. Equilized pressure across lub. Valve and opened same.
22:30 - 00:00: RIH with 1,90" od blind box on slick line to 4316m to verify free passage and guns dropped.

24-hour summary: Cont. Shut-in period r/u wireline. Ran blind box to verify free passage and guns released. Running in with bhs while flowing on 12/64" choke.
Hourly activities:
00:00 - 02:30: Cont. Wirelining POOH with blind box. Closed lubricator and inflow tested same.
02:30 - 04:30: R/d blind box toolstring. M/u toolstring with 2 ea petrotech and 2 ea schlumberger bottomhole samplers and 1 memory gauge and installed same in test string. Pressure tested lubricator to 30/250 bar, 5/10 mins.
04:30 - 06:00: Equalized across lubricator valve and opened same. Opened up well on 12/64" choke at 05 12 hrs. RIH with bhs while flowing well on 12/64" fixed choke.
06:00 - 10:30: Continued RIH with bhs to 3900m while flowing well on 12/64" choke. Had pick-up weight 430 kg at 3900m while flowing. Shut in well at 10 15 hrs.
10:30 - 11:30: Took bottom hole samples.
11:30 - 13:30: Flowed well on 12/64" choke from 11 43 hrs while POOH with bhs, shut in well at 12 11 hrs. Took gradient stops at 3870m, 3840m and in lubricator while POOH.
13:30 - 14:00: Closed lubricator at 13 34 hrs. Verified lubricator valve holding pressure from below.
14:00 - 19:00: Rigged down bhs and wireline equipment. Tested swab valve against prod. Wing lubricator valve to 250 bar. Made several attempts to pressure test lubricator valve from below by bleeding down to 35 bar above, NEG. Observed valve leaking. Equalized across lubricator valve and opened same.
19:00 - 00:00: Opened well for main flow period at 19 24 hrs.

24-hour summary: Finished RIH with bhs while flowing on 12/64" choke. Took bottom hole samples. POOH with bhs while flowing on 12/64" choke. Retrieved bhs and r/d wireline equipment. Tested prod. Wing valve swab valve lub. Valve to 250 bar. Attempted to bleed press. To 30 bar NEG. on lub. Valve. Opened lubricator valve. Opened well for main flow.
Hourly activities:
00:00 - 06:00: Continued main flow.
06:00 - 00:00: Continued main flow period.

24-hour summary: Performed main flow period. Started build-up period.
Hourly activities:
00:00 - 01:30: Continued main flow period.
01:30 - 06:00: Closed in well on LPR-N valve at 01 42 hrs. Verified LPR-N valve closed by bleeding down tubing pressure 20 bar. Closed choke manifold. Well shut-in for build-up.
06:00 - 00:00: Well shut-in at LPR-N vvalve and choke manifold for build-up.

24-hour summary: Well shut-in for build-up.
Hourly activities:
00:00 - 06:00: Well shut-in at LPR-N vvalve and choke manifold for build-up.
06:00 - 22:30: Well shut inn on LPR-N and choke manifold for main build-up.
22:30 - 23:30: Bled off gas from test tubing through choke manifold to burner until WHP below 10 bar.
23:30 - 00:00: Closed flow head wing valve and choke manifold. Opened flow head kill valve.

24-hour summary: Finished main build-up periode. Bullheaded well with 38,1 m3 brine and 31,2 m3 mud. Flowckecked well 30 min. Flushed surface lines out to burner. Cycled omni valve to circ. Position. Displaced anulus to mud.
Hourly activities:
00:00 - 00:30: Pumped 18,6 m3 1,15 SG nacl brine down test string with cement unit at 600 LPM to refill string, pressured up to 110 bar to equalize across LPR-N valve.
00:30 - 02:30: Opened LPR-N valve. Bullheaded gas/oil back into formation by pumping 19,5 m3 1,15 SG nacl brine first 11 m3 at MAX 90 bar/1000 LPM, then pressure increased from 90 bar to 290 bar/815 LPM while pumping the last 8,5 m3. Total pumped 38,1 m3 brine. Killed well by pumping 4,0 m3 hi-vis 1,38 SG mud at 630 LPM, pressure incr. From 150 to 176 bar,
02:30 - 02:31: Followed by 27,2 m3 1,38 SG mud at typical 650 LPM/180-200 bar. Mud hit perforations after having pumped 26,7 m3. Slowed down to 400 LPM the last 4 m3. Pumping pressure increased from 190 to 240 bar the last 0,5 m3. Bled off pressure on cement unit.
02:31 - 03:00: Flow checked well 30 mins.
03:00 - 04:00: Closed LPR-N valve and lubricator valve. Opened flow head wing valve and choke manifold. Flushed surface lines to burner on starboard side. Closed flow head wing valve. Opened lubricator valve.
04:00 - 04:30: Cycled omni from well test position to circulating position 11 1/2. Recorded 47 bar u-tube pressure.
04:30 - 06:00: Displaced annulus to 1,38 SG mud by circulating through omni valve and holding back pressure on choke due to u-tubing. MAX rate 1000 LPM.
06:00 - 12:30: Continued displacing annulus to 1,38 s. G. Mud by circulating through omni valve. Circulated until gas readings were less than 1 MAX gas 6 MAX rate 1000 LPM.
12:30 - 13:00: Displaced riser to 1,38 s. G. Mud through kill line.
13:00 - 13:30: Opened MPR and observed well for 10 min.
13:30 - 14:00: Circulated well, registered no gas. Observed well for 10 min.
14:00 - 15:00: Released RTTS packer and flowckecked 30 min.
15:00 - 18:30: Closed MPR and circulated well until gas readings were under 1 MAX gas 1,04
18:30 - 20:00: Opened MPR, flowchecked 10 min. Continued circulating up riser. Flowchecked 30 min.
20:00 - 00:00: Pumped slug. Rigged down CO-FLEX hoses, laid down flow tree, changed bails and elevators.

24-hour summary: Finished displacing annulus to 1,38 s. G. Mud. Released packer. Circulated and conditioned mud. Rigged down flow tree and surface equipment. POOH with test string from 4312m to 3813m.
Hourly activities:
00:00 - 01:30: Service broke and laid down lub. Valve. POOH and laid down landing string.
01:30 - 03:00: Service broke and laid down ez-tree. Cleared drill floor of testing equiment.
03:00 - 06:00: POOH and laid down testing string.
06:00 - 00:00: POOH and laid down testing string.

24-hour summary: Finished POOH DST string. Service broke DST tools while POOH.
Hourly activities:
00:00 - 06:00: POOH and laid down testing string. Service broke DST tools and packer while POOH.
06:00 - 07:30: Finished POOH and laid down testing string.
07:30 - 08:00: Cleared floor of baker sand control equipment.
08:00 - 09:30: Picked up and broke off tubing joint from surface flow tree and service broke same.
09:30 - 10:30: Cleared floor of remaining testing equipment. Rearranged coflexip hose and tape measured hight in derrick with topdrive in upper most position cm from crown).
10:30 - 13:30: Rigged up pipe handling equipment, made up BHA and ran same in hole on 3 1/2" drillpipe. Filled pipe and broke circulation every 30 stands.
13:30 - 14:30: Rigged down 3 1/2" drill pipe equipment and rigged up 5" drill pipe equipment. Rearranged setback.
14:30 - 21:30: Continued running in with 5" drill pipe. Filled pipe and broke circulation every 35 stands. Tagged obstruction at 4560m pushed same down to but could not pass 4570m with 40 tonn and circulation.
21:30 - 00:00: Circulated and conditioned mud until weigth was 1,38 s. G. Around. MAX gas reading 2,39

24-hour summary: Broke tubing joint from surface flow tree and service broke same. Cleared rig floor of DST equipment. RIH with 6" mill on taperd string to 4570m. Circ/cond mud and placed 1,90 s. G. Pill from 4570m to 4333m. POOH to 1417m.
Hourly activities:
00:00 - 00:30: Pumped and displaced 1,90 s. G. Mud pill from 4570m to 4333m.
00:30 - 06:00: POOH to 1417m.
06:00 - 08:30: Finished POOH and laid down mill and bit sub.
08:30 - 18:30: Made up EZSV squeeze retainer and RIH with same to 4305m.
18:30 - 21:00: Made up kelly cock, pumpin sub. Set EZSV packer and load tested same with 17 tonn. Pulled stinger up to 4300m. Made up cement hose and tested same to 345 bar, 10 min. Closed MPR and tested EZSV to 100 bar 5 min. Opened MPR.
21:00 - 22:30: Closed uap with redused operating pressure and performed circulation test through choke. Stung into EZSV and put 20 tonn on same. Performed injection test, formation/filtercake broke down at 300 bar. Injection rates 300 bar 200 LPM, 320 bar 250 LPM, 345 bar 275 LPM.
22:30 - 23:30: Ventline on NBS/BJ surgetank plugged up with semisolid cement, unplugged same.
23:30 - 00:00: Pulled out of EZSV and up to 4303m. Pumped 2 m3 fresh water ahead of cement. Mixed and pumped 5 m3 1,90 s. G. Slurry. Kept 50 bar backpressure on annulus to avoid u-tubing.

24-hour summary: Finished POOH. Picked up 7" EZSV cement retainer. RIH and set EZSV at 4305m. Performed injection test prior to mixing cement. Unblocked vent line on cement surge tank. Mixed and placed 5 m3 cement slurry at end of drillpipe. Stung into EZSV and squeezed 3 m3 into perforations. POOH to 4197m and reverced out excess cement. POOH to 2500m.
Hourly activities:
00:00 - 01:00: Pumped 1 m3 fresh water behind cement slurry. Displaced cement with 22,4 m3 1,38 SG mud. Kept 50 bar backpressure to avoid u-tubing.
01:00 - 01:30: Stung into EZSV and put 20 ton on same. Pumped 0,5m3 FW and 2,5m3 CMT through the EZSV leaving 1,9 m3 CMT in the wellbore below the EZSV and squeezing 0,6 m3 CMT into the formation. Init squeeze rate 200lpm at 220bar. Press incr to 345bar after 500ltrs, shut down and observed bleed off. Cont squeeze w/100lpm at 286bar, incr to 145lpm at 275bar.
01:30 - 02:30: Pulled stinger out of EZSV and bled off u-tubing through choke. Total volume bled back was 600 ltrs. Disconnected cement hose and POOH to 4197 m. Reconnected cement hose.
02:30 - 03:00: Reverced out excess cement and water from well. Total of cement and water in returns was approximatly 4 m3.
03:00 - 06:00: POOH with cement stinger to 2500m.
06:00 - 10:30: POOH with cement stinger and laid down same.
10:30 - 11:00: M/u 9 5/8" EZSV permanent bridge plug and setting sleeve to 5" DP.
11:00 - 11:30: Pressure tested cement plug/cement retainer against shear ram to 345 bar/15 min.
11:30 - 13:30: RIH with 9 5/8" EZSV bridge plug to 400m.
13:30 - 14:00: Set EZSV permanent bridge plug and pulled off setting sleeve with 20 ton overpull. Load tested bridge plug with 5 ton downweight.
14:00 - 14:30: R/u cement hose to pumpin sub and circulated to flush out air. Pressure tested same to 345 bar/5 min. Closed MPR and pressure tested EZSV bridge plug to 345 bar/15 min. Opened MPR.
14:30 - 16:00: Pumped 2 m3 seawater followed by 9,5 m3 1,90 s. G. Cement slurry. Displaced cement down DP with 0,8 m3 seawater.
16:00 - 17:00: POOH with 5" DP to 190 m.
17:00 - 17:30: Reverse circulated out excess cement above 190 m. Dumped 1,6 m3 good cement and 1,6 m3 contaminated mud/seawater.
17:30 - 19:00: Rigged down cement hose and POOH w/setting sleeve and 5" DP.
19:00 - 00:00: POOH and laid down 60 joints 5" drillpipe and 66 joints 3 1/2" drill pipe

24-hour summary: POOH and laid down cement stinger. Tested cement plug/ezsv retainer to 345 bar 15 min. RIH and set 9 5/8" EZSV bridge plug at 400m. Tested bridge plug to 345 bar, 15 min. Placed balanced cement plug from 400m to 190m, reversed out excess cement. POOH and laid down excess drill pipe from derrick. Slip and cut drill line. RIH with jet sub and tag top of cement at 188m. Displace hole to seawater and packer fluid, POOH. Close shear ram, jet riser down to and tag shear ram.
Hourly activities:
00:00 - 02:30: Laid down 33 joints 3 1/2" drill pipe, 2 joints 5" drill pipe and two drilling jars.
02:30 - 03:30: Slip and cut drill line.
03:30 - 05:30: RIH and tagged top of cement with 10 tonn at 188m. Displaced well to sea water and placed packer fluid from 188m to well head. POOH. Packer fluid fresh water with 0,5 kg/m3 biosid 0,5 kg/m3 oksygen scavenger ph at 10 to 11
05:30 - 06:00: Closed shear ram and started washing riser.
06:00 - 08:30: Washed riser down to shear ram and tagged same. Opened shear ram, washed BOP and circulated well clean. POOH.
08:30 - 17:00: RIH with spring loaded tool and tested BOP to 35bar/5min, 345bar/15min lap 20bar/5min, 345bar/15min and uap 20bar/5min, 240bar/15min. Retested lap before good test, and changed leaking valve on bj-unit. Tested accoustic from bridge.
17:00 - 17:30: Lined up on choke manifold due to small flow over top of drill pipe during BOP test 12 00 hrs). Closed kelly cock, opened fail safe valves, closed UPR and released spring loaded tool.
17:30 - 18:00: Observed well on choke manifold for 15 min. No pressure on choke, no gas readings in trip tank.
18:00 - 19:00: Opened UPR and recorded well on trip tank, gained 100 ltrs on trip tank and gas boiled out of riser.
19:00 - 20:30: Circulated down choke line and up riser at 1050 LPM. MAX gas was 2. 83 from bottoms up 17242,c2 1412,c3 760,ic4 15 and nc4 169 all ppm) circulated gas down to 0,12 Observed well for 30 min. Continued circulation down choke up riser at 1050 LPM. MAX gas at bottoms up was 0,19 only c1 2036 ppm).
20:30 - 21:00: Ran in and latched into wear bushing, pulled wear bushing free with 10 ton over pull. POOH, wear bushing was not recovered.
21:00 - 22:00: Ran back in, latched into and put 8 ton on wear bushing. Pulled and recovered wear bushing.
22:00 - 22:30: Circulated down choke line and up riser at 1050 LPM. MAX gas was 0,38 from bottoms up 3861 and c2 2 ppm) made up packoff running tool and RIH while circulating.
22:30 - 23:30: Circulated down drill pipe and up riser at 1050 LPM. MAX gas was 0,26 from depth of well head 1969 ppm)
23:30 - 00:00: Landed in and retorqued packoff. Recieved all rotation back that it took to torque up to 15,000 ftlbs. Closed MPR, choke line and pressure tested packoff to 345bar/10min. Opened MPR, torqued packoff back up to 15,000 ftlbs. 1 inch of rotation did not come back when torque was released.

24-hour summary: Finished jetting riser and BOP. Tested BOP, noticed small flow over drill pipe during BOP test. Pulled wear bushing. Retorqued packoff due to the above mentioned flow and small amounts of gas in returns while circulating out. Tested packoff and circulated across well head, gas leak sealed off. Replaced displaced packer fluid. Pulled out packoff running tool. Rigged up and pulled BOP above template. Installed ROV cap on wellhead. Released guidewires and debalasted rig. Problems with electrical assignments on anchor winches.
Hourly activities:
00:00 - 00:30: Circulated down drill pipe and up riser at 1050 LPM. MAX gas was 0,06 from depth of well head 491 ppm)
00:30 - 01:00: Displaced to packer fluid from 160m to wellhead.
01:00 - 01:30: POOH and laid down packoff running tool.
01:30 - 04:00: Rigged up to and pulled BOP. Inspected with ROV when connector was released, VX-RING was not left on top of 18 3/4" housing. Set ROP cap on top of housing. Did not observe any gas from well after pulling BOP.
04:00 - 05:30: Set ROV cap on top of housing. Disconnected all guidewires. Debalasted rig 3,2m so that BOP was 2m over template roof. Ran tv-winch to template.
05:30 - 06:00: Electrical assignment problems in SCR room for anchor winches.
06:00 - 06:30: Pulled out w/scorpion ROV due to problems w/leaking hydraulic hose. Launched sea owl ROV.
06:30 - 07:00: Moved rig and BOP 25 m off template in direction 20 degrees.
07:00 - 07:30: Inspected BOP-CONNECTOR for location of VX-RING and found ring in connector. Activated VX-RING lockpins several times and reinspected connector. Found ring missing and located same on seabottom.
07:30 - 09:00: Launched scorpion ROV. Prepared to and closed hatch cover over slot s3.

24-hour summary: Problems w/scorpion ROV. Changed to sea owl. Moved rig off template. Checked BOP-CONNECTOR for VX-RING. Launched scorpion ROV and closed hatch cover over slot s3.
Hourly activities:
15:30 - 23:00: Rig movement to loke template 15/9
23:00 - 00:00: On location. Started anchor handling. Dropped anchor

24-hour summary: Moved the rig from 15/5-6s to loke template 15/9 positioned rig and laid out anchors
Hourly activities:
00:00 - 05:30: Continued with anchor handling. Anchor on bottom at 0030 hrs far server. Anchor on bottom 0040 hrs norman hunter. Anchor on bottom 0220 hrs far server. Anchor on bottom 0330 hrs far server. Anchor on bottom 0500 hrs norman hunter. Anchor on bottom 0530 hrs red rooster
05:30 - 06:00: Anchor 2 on bottom 0545 hrs far server anchor 11 on bottom 0600 hrs red rooster
06:00 - 08:00: Completed anchor-handling no. 5 on bottom 0615 hrs.
08:00 - 15:30: Ballasted rig down to drilling draft.
15:30 - 21:30: Pre-tensioned all anchors to 140 t. Had to re-set anchor no. 1.
21:30 - 23:00: P/u thort, r/u BOP to test spool and re-performed dummy run to set orientation.
23:00 - 00:00: Moved rig 20 m to STB and rigged down BOP set up.

24-hour summary: Completed anchor-handling. Verified proper function of BOP orienting pin. Removed hatch from slot s3.
Hourly activities:
00:00 - 01:00: Rigged down BOP set up.
01:00 - 06:00: Prepared for removing hatch from slot s3. Lowered retr. Frame down onto template by using crane. Re-positioned rig while removing two locking bolts from hatch by using ROV. Ran ROV-HOOK/SLINGS on DP. Conn. To retr. Frame. Worked to engauge retr. Frame into hatch.
06:00 - 09:00: Retrieved protecion hatch from slot s3. Parked same on top of template structure.
09:00 - 11:00: Connected guide-lines on posts no. 2 and no. 3, assisted by ROV. POOH w/ DP and slings. Moved rig off location.
11:00 - 12:00: M/u corrosion cap RT on DP.
12:00 - 14:30: Moved rig over location.
14:30 - 18:30: Attempted to retr. Corr. Cap on DP. NEG. Ran retr. Tool on tugger. Retrieved corr. Cap assisted by ROV.
18:30 - 20:30: Moved rig off location.
20:30 - 21:30: P/u and m/u FMC emergency hangoff tool. Racked same in derrick.
21:30 - 00:00: P/u 5" DP while preparing BOP.

24-hour summary: Removed protection hatch from slot s3. Installed 2 guide wires. Recovered corrosion cap. Picked up drill pipe while working on BOP.
Hourly activities:
00:00 - 06:00: P/u 5" DP and racked same in derrick while preparing/working on BOP installed latch/unlatch indicator on BOP WH conn. ROV verific. Pulled yellow pod from lmrp recepticle and installed pilot lines for orientation pin operation.
06:00 - 14:00: P/u 5" DP while preparing/working on BOP.
14:00 - 15:30: R/u to run BOP and riser.
15:30 - 16:30: P/u and m/u 2 x 50 ft riser joints.
16:30 - 00:00: R/u to run BOP moved BOP from aft pos. To below RT. Moved lmrp from FWD pos. And connected same to BOP. Dressed BOP w/guide-lines no. 2 and no. 3. Function tested BOP on bouth pods. Checked conn. Latch/unlatch. Checked funct. Of orientation pin pod). Inst. Bacon/slope ind.

24-hour summary: Picked up drill pipe. Ran BOP and riser.
Hourly activities:
00:00 - 03:30: Held safety meeting prior running BOP. Ran BOP and riser.
03:30 - 05:00: P/u slip joint. M/u landing joint.
05:00 - 06:00: Installed kill-/choke-lines.
06:00 - 07:00: Installed rucker ring on riser.
07:00 - 08:00: Positioned rig over location.
08:00 - 09:30: Oriented BOP/TEMPLATE. Landed/latched BOP onto 18-3/4" WH at 0930 hrs. Took 25 t OP.
09:30 - 14:30: Conn. Hose sadles and pod reels. Released inner barrel. L/d landing jnt. Installed diverter. L/d riser handling tool. Changed bails and elevators.
14:30 - 16:30: M/u WB to r/t. RIH. Landed in WH. Press. Tested kill-/choke lines and BOP conn. To 345 bar.
16:30 - 18:30: Attempted to set WB. Negative. POOH.
18:30 - 20:00: M/u and RIH w/ jet sub. Washed and cleaned WH area. POOH.
20:00 - 21:00: M/u back-up WB to r/t. RIH and set WB.
21:00 - 00:00: P/u and m/u 8-1/2" rotary drilling BHA. P/u DC'S as RIH.

24-hour summary: Ran BOP and riser. Set wear-bushing. Made up 8-1/2" rotary drilling assembly. Picked up drill-collars and pipe. Drilled cement inside 9-5/8" casing.
Hourly activities:
00:00 - 01:00: Cont. M/u 8-1/2" BHA. Tagged top CMT. At 190 m down last STD).
01:00 - 02:00: Displaced well to 1,38 SG bentonite mud. Flushed kill-/choke lines. Recorded SCR. Performed choke-drill.
02:00 - 06:00: Drilled hard CMT inside 9-5/8" CSG from 190 m to 215 m.
06:00 - 00:00: Drilled hard CMT inside 9-5/8" CSG from 215 m to 356 m.

24-hour summary: Drilled cement inside 9-5/8" casing from 215 m to 402 m. Drilled on 9-5/8" bridge-plug.
Hourly activities:
00:00 - 05:30: Drilled hard CMT inside 9-5/8" CSG from 356 m to 402 m. Hit 9-5/8" bridge-plug at 402 m.
05:30 - 06:00: Drilled on 9-5/8" bridge-plug at 402 m.
06:00 - 08:00: Drilled out 9-5/8" bridge-plug from 402 m to 403 m.
08:00 - 09:00: Broke through 9-5/8" bridge-plug. Closed uap. Circ. B/u through choke- line. No gas.
09:00 - 17:30: RIH w/ 8-1/2" bit from 403 m. P/u 81 jnts 5" DP as RIH. Took WT at 3199 m t).
17:30 - 18:30: Milled 1 m w/ 20 t wob. No progress below 3200 m, indic. Top of liner at 3200 m.
18:30 - 19:30: Circ. Bu.
19:30 - 20:30: POOH w/ 8-1/2" bit to 3000 m.
20:30 - 21:30: Repaired on DP elevator.
21:30 - 00:00: POOH w/ 8-1/2" bit from 3000 m to 1500 m. Scraped interv. 2190-2210 m several times bridge-plug setting depth).

24-hour summary: Drilled out 9-5/8" bridge-plug. Ran in hole to 7" liner top m). Circulated. Pulled out. Ran in hole with CMT stinger.
Hourly activities:
00:00 - 03:00: Cont. POOH w/ 8-1/2" bit from 1500 m. Racked BHA in derrick.
03:00 - 06:00: P/u and m/u 6 STD 3-1/2" CMT stinger. RIH w/ same to 1000 m.
06:00 - 08:30: RIH w/ 3-1/2" CMT stinger from 1000 m to 3208 m. Took WT.
08:30 - 09:30: Worked mule-show through restriction in 7" liner lap.
09:30 - 10:00: Cont. RIH w/ 3-1/2" CMT stinger from 3208 m to 3309 m.
10:00 - 12:00: Circ. To condition mud. Displaced hi-vis pill SG) from 3309 m 3259 m.
12:00 - 12:30: POOH w/ 3-1/2" CMT stinger from 3309 m to 3259 m. R/u to CMT unit.
12:30 - 13:00: Set a balanced CMT plug from 3259 m 3109 m as follows pumped 5 m3 FW spacer, mixed and pumped 4,63 m3 1,92 SG CMT slurry. Pumped 1,7 m3 FW spacer behind. Displaced plug w/ 26 m3 bent. Mud.
13:00 - 14:30: POOH w/ CMT stinger from 3259 m to 3050 m.
14:30 - 15:00: Rev. Circulated stinger volum.
15:00 - 16:00: POOH w/ 3-1/2" CMT stinger from 3050 m to 2800 m.
16:00 - 16:30: Placed hi-vis pill from 2800 m to 2300 m.
16:30 - 17:30: POOH w/ 3-1/2" CMT stinger from 2800 m to 2300 m.
17:30 - 18:30: Prepared to displ. Well to 1,50 SG ultidrill mud, cleaned rig-floor.
18:30 - 22:00: Displaced well to 1,50 SG ultidrill mud from 2300 m.
22:00 - 00:00: POOH w/ 3-1/2" CMT stinger from 2300 m to 750 m.

24-hour summary: Set balanced cement plug from 3259 m to 3109 m. Displaced well to 1,50 SG ultidrill mud from 2300 m. Had problems with atlas wireline equipment.
Hourly activities:
00:00 - 01:30: Cont. POOH w/ 3-1/2" CMT stinger from 750 m. Racked same in derrick.
01:30 - 03:00: R/u atlas wireline.
03:00 - 05:00: RIH w/ 9-5/8" bridge-plug on atlas wireline. CCL quit working. POOH. Changed out CCL.
05:00 - 06:00: RIH w/ 9-5/8" bridge-plug on atlas wireline.
06:00 - 08:00: Atlas wireline RIH with 9 5/8" bridge-plug. CCL failed again at 750m. POOH with bridge-plug out of hole at 0715 hrs. Atlas repaired CCL problem.
08:00 - 12:00: RIH with bridge-plug on atlas e/line to 2200 m. Electrical problem prevented baker setting tool from setting bridge-plug. POOH with bridge-plug out of hole at 1140 hrs.
12:00 - 20:30: Atlas worked on troubleshooting problem with setting tool. Reterminated cable head. Flew setting tool firing head out to rig replaced same. Atlas checked tool MU 9 5/8" bridge-plug.
20:30 - 00:00: RIH with bridge-plug on e/line. Located casing collar set top of bridge-plug 1,5 m below collar at 2203 m. POOH with e/line setting tool. With b/s rams closed, started pressuring-up on 9 5/8" x 10 3/4" string while RD atlas e/line.

24-hour summary: Atlas e/line had problems with CCL setting tool successfully solved problems. Set 9 5/8" bridge-plug at 2203m. RD atlas. Tested casing plug to 345 bar for 10 min.
Hourly activities:
00:00 - 00:30: Pressure tested 9 5/8" casing bridge-plug to 345 bar for 10 minutes.

24-hour summary: None
Hourly activities:
18:00 - 21:00: Pulled and bolstered anchors no. 5, 1 and 8
21:00 - 00:00: Waiting on npd approval to move the rig. Continue working on out- standing items according to punchlists.

24-hour summary: None