Hourly activities:
00:00 - 01:15: Circulated hole clean with 3880 LPM, 242 bar, 140 RPM, 11-16 KNM, ECD 1,31 SG. MAX gas 0,1 Circulated total 1 b/u, 207 m3. Downlink ribs off.
01:15 - 01:30: Flow checked well. Well static. North purpose alongside. Connected hose to boat. Swaco started to back load cuttings from iso tanks. Started to take onboard casing.
01:30 - 02:00: Pulled back to 3042 m. Set slips, b/o DP single and retracted TDS prior to drop gyro. Problem with gyro communication prior to p/u. M/u DP single.
02:00 - 03:00: Circulated hole clean with 3880 LPM, 245 bar, 40 RPM, ECD 1,31 SG. MAX gas 0,1 Meanwhile troubleshoot on gyro. No success.
03:00 - 03:30: Pulled back to 3017 m. B/o TDS and racked stand.
03:30 - 03:45: Flow checked well for 15 min. Well static.
03:45 - 04:15: POOH with 12 1/4" BHA from 3017 m to 2923 m. Pulled 5 stands wet.
04:15 - 04:45: M/u TDS pumped 4 m3 slug, chased same with 4. 5 m3 1. 28 SG mud.
04:45 - 05:45: POOH with 12 1/4" BHA from 2923 m to 2491 m inside 13 3/8" shoe. Tight spot at 2811 2795 m, 20 25 MT overpull.
05:45 - 06:00: Flow checked well for 15 min. Well static.
06:00 - 06:45: POOH w/ 12 1/4" BHA on 5 1/2" DP from 2491 m to 2126 m.
06:45 - 07:00: M/u TDS and pumped 4 m3 1,61 SG slug and chased same with OBM.
07:00 - 09:30: POOH w/ 12 1/4" BHA on 5 1/2" DP from 2126 m to 232 m. Avg. Tripping speed 758 m/hr.
09:30 - 09:45: Flowchecked well for 15 min. Well static. Meanwhile held TBT for POOH and l/o 12 1/4" BHA.
09:45 - 10:00: POOH with 12 1/4" BHA. R/b HWDP stands.
10:00 - 10:15: Removed ps21 slips and installed master bushings.
10:15 - 11:30: POOH with 12 1/4" BHA. R/b and l/o as per baker DD instructions.
11:30 - 12:45: Plugged into ontrak and copilot and downloaded memory data.
12:45 - 14:30: L/d 12 1/4" BHA modules as per baker DD instructions. Drained motor prior to l/o.
14:30 - 14:45: Cleaned and cleared rigfloor.
14:45 - 15:00: Performed TBT for retrieving wearbushing.
15:00 - 15:30: P/u jet sub and wbrrt. Function tested same and RIH to 132 m.
15:30 - 16:00: M/u TDS and jetted wellhead area from 138 m to 142 m. 1700 l/min, 12 bar. Made 3 passes.
16:00 - 16:15: RIH from 142 m to 186 m. Engaged WB at 138 m and released same as per ge vetco instructions with 120 MT on weight indicator.
16:15 - 16:30: B/o TDS and installed 2 7/8" drift.
16:30 - 17:00: POOH from 186 m to 138 m. Jetted wearbushing setting area with 1700 l/min, 13 bar. Made 3 passes.
17:00 - 18:15: POOH to 50 m, removed bushings. Disengaged wearbushing and l/o same. Re-set wbrrt and l/o same. POOH to surface and l/o jet sub assy.
18:15 - 18:45: P/u HWDP stand, RIH, b/o and l/o single on deck.
18:45 - 19:00: Performed TBT for p/u and r/b casing hanger.
19:00 - 19:45: P/u casing hanger. M/u to double HWDP and racked back in derrick.
19:45 - 20:00: Performed TBT for manriding. Meanwhile cleared and cleaned rig floor.
20:00 - 20:30: Performed manriding and serviced drilling equipment.
20:30 - 20:45: Performed TBT for r/u casing running equipment.
20:45 - 22:45: R/u handling equipment for 9 5/8" casing. Installed pumping sub on TDS. Installed 9 5/8" elevator inserts. Moved weatherford powertong into position and installed same. Prepared swedges/fosv. Installed FMS.
22:45 - 23:00: Performed TBT for running 9 5/8" x 10 3/4" casing.
23:00 - 00:00: P/u 9 5/8" shoe joint from HTS. Checked float shoe for flow-through. M/u shoe joint and intermediate/landing collar double from derrick. Thread locked connection.

24-hour summary: Circulated hole clean at section TD 3056 m MD. POOH with 12 1/4" BHA and l/o same. Retrieved wearbushing and jetted wellhead area. R/u casing handling equipment. P/u and m/u 9 5/8" shoe track.