Hourly activities:
00:00 - 00:30: ROV performed site survey and confirmed fish location. Fish location 11 m from template heading 300 degrees orientated forward aft under rig.
00:30 - 02:00: POOH from 130 m to surface. B/o and l/o 2 1/2" 3 5/8" taper tap assembly.
02:00 - 02:30: Cleaned and cleared rig floor. Meanwhile removed moonpool spilt hatches and mobilized 36" BHA handling equipment to the rig floor for wiper trip.
02:30 - 07:30: Held pre-job meeting. P/u and m/u 36" hole opener assembly for wiper trip stiffness to 36" drilling BHA without ontrack and gyro track) and centralizer drill bushing.
07:30 - 10:00: M/u 36" BHA and RIH on 5 1/2" DP from 7 m to 153 m. ROV observed 36" BHA running down to template and entering f-11 template funnel.
10:00 - 11:00: Recorded down weight at 153. 7 m, 1-2 MT. Attempted to rotated pass hang up depth, 0 LPM, 0 bar, 5 RPM, 5knm, wob 3 MT. Nogo
11:00 - 12:00: Picked up and established parameters. RIH, washing and rotated down from 153 m to TD at 208 m with 1000 LPM, 4 bar, 10 RPM, 1-2 KNM, wob 1-2 MT tagged bottom at 208 m with 3 MT. No restriction or fill encountered from 155 m down to TD.
12:00 - 12:30: Pumped 25 m3 1. 03 SG hi-vis pill, 1600 LPM, 15 bar, 10 RPM, 1-2 KNM Recipricated string and circulated 1. 03 SG hi-vis pill out of hole, SW, 3380 LPM, 60 bar.
12:30 - 13:30: Displaced well to 1. 40 SG mud, 3300 LPM, 70 bar, 19 RPM, 1-2 KNM while reciprocating string and POOH from TD at 208 m to 145 m just below seabed. no restrictions observed while POOH from TD.
13:30 - 16:30: Performed wiper trip. RIH 36" assembly from 145 m to TD at 208 m. Displaced well to 1. 40 SG mud with 3360 LPM, 70 bar, 10 RPM, 1-2 KNM while rediprocating string. Continued to POOH to 145 m and top up hole with 1. 40 SG mud. Meanwhile spotted casing equipment on cantilever deck. Held detailed operations plan meeting with offshore and onshore personel for running 30" conductor.
16:30 - 19:30: Held pre-jog meeting. POOH from 145 m to 16 m with 36" BHA and racked back DC stands. Pulled master bushing and pulled out centralizer drill bushing 36" hole opener assembly and layed out same.
19:30 - 20:00: Cleaned and cleared rig floor.
20:00 - 20:15: Held pre-job meeting for r/u 30" conductor handling equipment. Observed 500 MT 12 ft bails did not fit into weatherford 30" hydraulic elevators.
20:15 - 22:00: Held pre-job meeting for r/u 30" conductor handling equipment. Stopped the job and held time out for safety as 500 MT 12 ft bails did not fit into weatherford 30" hydraulic elevators. Evaluated situation and made new plan. Installed 80 MT shakles on 500 MT 12 ft bails and picked up elevator. Functioned tested open and close function on 30" elevators. Open and close function did not match controls on driller consolled. Attempted to change functions to match controls on drillers consol, nogo.
22:00 - 22:30: Held TOFS and risk evaluated situation. Implement safety measures and held toolbox talk with relevant drilling personel.
22:30 - 23:00: Held pre-job meeting with all involved prior to starting to run 30" conductor.
23:00 - 00:00: P/u 30" conductor shoe and set same in rotary table.

24-hour summary: POOH with fishing BHA, performed wiper trip and commenced running 30" conductor. Next 24 hrs. Run and cement 30" conductor.