bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 03:45: Waited on parts for cutting tool. Meanwhile performed planned maintenance and housekeeping.
03:45 - 04:45: Cut production riser.
04:45 - 05:15: Pulled cut off piece to drill floor and laid out same.
05:15 - 08:45: Bewelled production riser edge. Meanwhile picked up BOP riser joint and claxton tool.
08:45 - 09:15: Picked up multibowl and landed at well center and made up same to BOP joint. Performed pickup test to 15 cm above deck,ok.
09:15 - 09:30: Performed pre-job meeting. Informed production to shut down well f11 f12.
09:30 - 10:00: Prepared to remove master bushings and cover from split hatch while production shuts down.
10:00 - 12:15: Removed master bushings and cover from split hatch. Ran multi bowl and BOP joint assembly through rotary. Installed master bushings. Picked up single and ran in with multibowl assembly. Removed master bushings. Retrached TDS to align multibowl. Landed out multibowl.
12:15 - 14:30: Tested multibowl BT and FS seals. Energized plastic in upper and lower BT seals and tested same.
14:30 - 15:00: Energized multibowl slips. Performed 5 ton overpull test, OK.
15:00 - 15:30: Installed hatches around production riser.
15:30 - 17:15: Erected scaffolding around claxton tool in moonpool. Meanwhile made up annulus valves on multibowl. Tested annulus valves to 30 345 bar 5 10 minutes. Replaced damaged fitting on claxton tool.
17:15 - 19:45: Released claxton tool. Pulled out with claxton tool and laid down same to cantilever. At 19 00 informed production to shut down well f14.
19:45 - 00:00: Performed pre-job meeting. Moved BOP to well center and landed same onto riser. Made up nt2 connector. Ran slick joint and made up same. Installed diverter. Connected tension system. At 21 15 informed production to start.

24-hour summary: Cut production riser. Installed multi bowl and surface riser. Nippled up BOP
Hourly activities:
00:00 - 00:30: Connected tension system. Meanwhile rigged down diverter handling equipment.
00:30 - 01:00: Filled riser with seawater.
01:00 - 02:00: Picked up bowl protector RT and made up to 5 1/2" DP. RIH and installed bowl protector at 20,53 meter. POOH with RT.
02:00 - 04:00: Picked up jetting sub and RIH on 5 1/2" DP to 150 meter. Closed upper pipe ram. Pumped seawater at 550 liter/min through choke and kill lines until clean returns observed. Opened upper pipe ram. Pumped 14 m3 hi-vis pill at 2000 liter/min, 5 bar and chased same with 3,5 m3 seawater. RIH to 162 meter and circulated with seawater at 3000 liter/min, 25 bar, 5 RPM. POOH with jetting sub.
04:00 - 07:30: Picked up and RIH with annulus insert retrieval tool. Engaged annulus insert at 139,95 meter. Released annulus insert with 6000 NM. Displaced riser to brine. POOH with annulus insert retrieval tool and insert, laid down same.
07:30 - 07:45: Performed pre-job meeting.
07:45 - 08:45: RIH with bowl protector retrieval tool and retrieved bowl protector. POOH with bowl protector and RT.
08:45 - 09:00: Cleaned and cleared drill floor.
09:00 - 09:15: Performed pre-job meeting prior to rig up handlling equipment.
09:15 - 12:15: Rigged up 10 3/4" handling equipment for tie-back casing.
12:15 - 12:30: Performed pre-job meeting prior to run tie-back connector.
12:30 - 15:30: Picked up 10 3/4" tie-back connector, inspected same, OK. Picked up and RIH with 10 3/4" tie-back string as per running tally from surface to 119,34 meter.
15:30 - 16:00: Picked up 10 3/4" surface casing hanger assembly with adjustment sub and continued to RIH.
16:00 - 16:15: Tagged land off point with 3 ton. Landed off tie-back string at 139,88 meters.
16:15 - 16:30: Rotated string to engage threads in tie-back adapter.
16:30 - 16:45: Released riser RT and POOH with same. Meanwhile drained riser.
16:45 - 18:00: Performed pre-job meeting prior to rig down handling equipment. Rigged down handling equipment for 10 3/4" tie-back casing and cleared drill floor. Rigged up 5 1/2" handling equipment.
18:00 - 19:45: Picked up and made up tie-back torque tool. RIH with tie-back connector torque tool on 5 1/2" DP. Landed and engaged torque tool in tie-back adapter at 139,55 meter and sat down 3 ton. Made up tie-back connector to 9500 NM. POOH with tie-back connector torque tool on 5 1/2" DP.
19:45 - 20:30: Rigged 10 3/4" handling equipment for tie-back casing. Performed pre-job meeting.
20:30 - 21:30: Picked up casing hanger landing string and RIH to top of casing hanger at 20,5 meter. Engaged same.
21:30 - 22:45: Rigged up swedge and hose for tie-back adapter test. Flushed lines and tested lines to 345 bar 5 minutes. Pressure tested tie-back adapter to 20 345 bar 5 10 minutes. Observed b annulus at multibowl. Pumped 486 liter, bled back 486 liter. Rigged down swedge and hose.
22:45 - 23:15: Changed to 5 1/2" DP handling equipment.
23:15 - 00:00: Picked up adjustable sub setting tool and RIH to 28,3 meter.

24-hour summary: Nippled up BOP. Recovered annulus insert. Ran 10 3/4" surface tieback casing and hanger. Pressure tested tie-back adapter.
Hourly activities:
00:00 - 02:45: Changed to 7" handling gear, BX elevators, installed rotator. Installed 7" casing tong and tested same. Rigged up cable drums on rigfloor and installed sheave for DHPG. Prepared completion assembly and on deck. Installed vario spider slips and tested same.
02:45 - 03:00: Performed pre-job meeting with all involved personnel prior to run completion string.
03:00 - 05:30: Picked up and RIH 7" completion from surface to 59 meter. Assembly with 7" perforated stem and mule shoe. Assembly with pre installed EVO plug and auto fill valve. Assembly with bot granite packer. 2 ea. Plain 7" tubing joints. Assembly with DHPG. Observed 1 rejected joint.
05:30 - 07:00: Picked up and RIH assembly with DHPG. Installed 1 ea. Plain 7" tubing joint and RIH to 78 meter. Terminated cable to down hole pressure gauge. Function tested DHPG.
07:00 - 07:15: Performed pre-job meeting prior to RIH with completion string.
07:15 - 07:30: Rigged down DHPG test equipment.
07:30 - 10:45: RIH with 7" tubing from 78 m to 203 m. Average running speed 3,2 joints/hr.
10:45 - 11:00: Replaced tong die mesh due to poor grip. Broke out and checked connection, made up same.
11:00 - 15:15: RIH with 7" tubing from 203 m to 510 m. Average running speed 6,0 joints/hr.
15:15 - 15:30: Replaced tong die mesh due to poor grip. Broke out and checked connection, made up same.
15:30 - 17:45: RIH with 7" tubing from 510 m to 650 m. Average running speed 5,2 joints/hr. Observed trouble with HTS.
17:45 - 18:00: Repaired sensor on HTS.
18:00 - 19:00: RIH with 7" tubing from 650 m to 697 m. Average running speed 4 joints/hr.
19:00 - 19:15: Performed pre-job meeting prior to RIH with completion string.
19:15 - 00:00: RIH with 7" tubing from 697 m to 1096 m. Average running speed 7 joints/hr.

24-hour summary: Ran 7" completion from surface to 1096 meter.
Hourly activities:
00:00 - 00:15: RIH with 7" tubing from 1096 m to 1108 m. Average running speed 4 joints/hr.
00:15 - 01:00: Replaced make up tong dies.
01:00 - 07:00: RIH with 7" tubing from 1108 m to 1662 m. Average running speed 7,7 joints/hr.
07:00 - 07:15: Performed pre-job meeting prior to RIH with completion string.
07:15 - 10:00: RIH with 7" tubing from 1662 m to 1873 m. Average running speed 6,4 joints/hr.
10:00 - 10:15: Emptied trip tank. Greased automatic slips.
10:15 - 17:00: RIH with 7" tubing from 1872 m to 2482 m. Average running speed 7,5 joints/hr.
17:00 - 17:15: Performed pre-job meeting
17:15 - 20:15: Picked up and made up assembly DHSV and made up same to string. RIH with completion string from 2482 m to 2490 m. Installed and terminated DHSV control lines. Tested DHSV control lines to 520 bar. Tested DHSV control lines to 345 bar and maintained DHSV open while RIH from 2490 m to 2502 m.
20:15 - 00:00: RIH with 7" tubing from 2502 m to 2759 m. Average running speed 5,7 joints/hr.

24-hour summary: Ran 7" completion from 1096 m to 2756 m. Picked up and terminated DHSV.
Hourly activities:
00:00 - 00:15: Flow checked well for 10 min, OK.
00:15 - 02:30: RIH with 7" tubing from 2759 m to 2958 m. Average running speed 7,4 joints/hr.
02:30 - 04:45: Recorded up down weights, 181 145 ton. Changed to 5 1/2" DP elevators. Picked up landing string and made up to 7" tubing. Removed automatic slips. Installed masterbushings and manual slips.
04:45 - 05:30: Performed pre-job meeting prior to space out run. RIH with 7" tubing from 2958 m to 2980 m at 2980 m commenced washing down with at 200 liter/min, 4,6 bar stung into PBR at 2981 m, no pressure increase observed, stopped pumps. Continued to RIH and sheared pins with 6,1 ton down on PBR no-go ring. Marked pipe and POOH to up weight 0,80 meter.
05:30 - 07:15: POOH with 5 1/2" DP landing string. Changed to 7" elevator inserts. Picked up and made up 3,0 meter space out pup.
07:15 - 12:00: Picked up and made up tubing hanger to space out joint. Landed tubing hanger in c-plate. Broke out th handling tool. Installed tubing hanger running tool and made up landing string. Terminated and tested lines to 520 bar 10 minutes, OK.
12:00 - 13:45: Picked up and made up landing joints to string. RIH with hanger and landed same on 7" landing string. Observed 1,32 meter stick up. Verified correct hanger seal integrity by testing to 70 bar 5 min through ports on multi-bowl. Engaged tubing hanger lock down ring. Performed pull test to 15 ton overpull, OK. Meanwhile drained riser.
13:45 - 14:00: Pressure tested liner hanger seal to 35 345 bar 5 10 min.
14:00 - 14:15: Rigged up swedge and cement hose, tested same to 345 bar 10 min.
14:15 - 14:30: Pressure tested control lines to 570 bar 10 minutes.
14:30 - 14:45: Dropped ball for setting packer.
14:45 - 15:30: Circulated ball down with 3500 liter/min, 29 bar, pressure increased to 70 bar at landing. Held 70 bar pressure for 5 min to check integrity of completion string.
15:30 - 16:00: Increased pressure to 275 bar and held same for 15 minutes to set packer. Meanwhile observed vent line on annulus a. Observed leaking cap on swedge.
16:00 - 16:30: Bled off pressure and replaced gasket on leaking cap for swedge.
16:30 - 18:15: Pressure tested tubing to 345 bar 30 minutes. Bled pressure down to 280 bar. Closed DHSV. Bled pressure down to 210 bar and performed low pressure inflow test, 70 bar, 30 min. Bled pressure down to 10 bar and performed high pressure inflow test, 280 bar, 10 min. Bled pressure back to 0 bar and opened DHSV.
18:15 - 19:45: Lined up and tested connection from cement unit to a annulus. Performed pressure test of production packer though a annulus to 35 345 bar, 5 10 min.
19:45 - 20:00: Performed pre-job meeting prior to rig up and run wilreline.
20:00 - 20:45: Rigged up wireline sheaves and equipment. Made up wireline tool string.
20:45 - 00:00: RIH with wireline tool string and retrieved EVO plug.

24-hour summary: RIH with completion string to tol. Pulled back and installed space out pups. Installed tubing hanger. Landed and tested hanger. Retrived EVO plug.
Hourly activities:
00:00 - 02:45: While POOH EVO plug stopped inside DHSV, jarred twice and continued to POOH to surface. Laid out EVO plug and wireline tool string. Laid down wireline sheaves and equipment.
02:45 - 04:30: Pressure tested line up from cement unit to drill floor to 355 bar. Pressure tested production packer from below to 345 bar- 30 minutes. Pumped 1201 liter, bled back 1201 liter. Closed DHSV. Rigged down test equipment.
04:30 - 05:30: Held pre-job meeting. Disconnected tubing hanger RT by rotating 9 turns clockwise. POOH with 7" landing string and tubing hanger, laid out same.
05:30 - 07:15: Rigging down tubing handling and completion equipment.
07:15 - 08:00: Picked up and made up BPV running tool to 5 1/2" DP. RIH from surface to 20,55 meter and installed BPV plug. POOH and laid down RT.
08:00 - 13:15: Performed pre-job meeting prior to nipple down BOP. At 09 00 production was shut down. Rigged up handling equipment for nipple job on rigfloor. Nippled down diverter, pulled same to rigfloor and secured. Removed riser tension cylinders. Disconnected BOP from HP riser and skidded same to stump. Pulled riser to rigfloor.
13:15 - 16:30: Terminated wellhead control lines. Prepared XMT.
16:30 - 21:30: Removed masterbushings and hatch in moonpool. Ran down with spacer spool and landed same on multi-bowl. Made up spool piece. Tested connection to 35 345 bar 5 15 minutes.
21:30 - 21:45: Performed pre-job meeting.
21:45 - 23:15: Removed f-1 hatch covers. Lowered down flow line spool piece to well head deck.
23:15 - 00:00: Performed housekeeping and maintenance on drill floor. Worked with termination and test of control lines for DHSV and DHPG.

24-hour summary: Installed BPV plug. Nippled down BOP. Installed spool piece. Prepared to install XMT.
Hourly activities:
00:00 - 03:00: Performed housekeeping and maintenance on drill floor. Worked with termination and test of control lines for DHSV and DHPG.
03:00 - 04:30: Held pre-job meeting prior to installation of XMT. Transferred XMT from overhead crane to TDS. Ran down with XMT to 15 cm above land off.
04:30 - 11:00: Landed and orientated XMT. Closed hatches above well. Installed clamp on XMT connection. Installed flow line spool to ensure correct line up. At 06 00 hrs informed production to restart production according to simops. Meanwhile performed housekeeping and maintenance on drill floor. Rigged up hose and valves for pressure testing.
11:00 - 13:00: Made up HXT clamp connection and tested same.
13:00 - 14:00: Prepared for handing over well to production for commissioning. Well handed over to maersk production at 14 00 hrs.
14:00 - 00:00: Prepared wire line equipment. Pressure tested TDS.

24-hour summary: Installed XMT and tested same. Handed over well to maersk production for XMT commissioning.
Hourly activities:
00:00 - 04:45: Prepared wire line equipment. Pressure tested TDS. Performed slip cut. At 04 45 hrs well was handed over from maersk production to drilling.
04:45 - 06:30: Erected scaffolding around XMT. Removed XMT cap. Retrived BPV and laid out same.
06:30 - 07:00: Rigged up wire line equipment, installed x-over on XMT.
07:00 - 07:15: Performed pre-job meeting prior to rig up.
07:15 - 12:00: Rigged up wire line riser and BOP. Erected scaffolding around WL BOP in moonpool. Installed grease head. Hooked up control lines for WL BOP. Filled WL riser with MEG and tested rig up to 30 200 bar 5 minutes.
12:00 - 00:00: Rigged up and prepared equipment for perforation. Made up perforation tool string. Meanwhile prepared to pressure test BOP on stump. Pressure tested stand pipe manifolds.

24-hour summary: Maersk production performed XMT commissioning. Retrieved BPV. Rigged up and prepared for wire line operations.
Hourly activities:
00:00 - 04:30: Rigged up and prepared equipment for perforation. Made up perforation tool string. Meanwhile performed housekeeping and planned maintenance in all drilling areas. Pressure tested stand pipe manifolds.
04:30 - 07:00: Rigged up and prepared equipment for perforation. Made up perforation tool string and tested same. Meanwhile filled lubricator with MEG. Leak tested WL lubricator and quick test sub rig up to 30 200 bar 5 minutes. Observed WL string stuck.
07:00 - 10:00: Observed WL string stuck. Not able to pull through lubricator tubes. Broke QTS sub and released wire and tool. Re-tested WL lubricator and quick test sub rig up to 30 200 bar 5 minutes.
10:00 - 11:45: Broke off lubricator. Performed pre-job safety meeting prior to handling of explosives.
11:45 - 14:45: Picked up and made up perforation gun assembly Made up and leak tested WL lubricator and quick test sub rig up to 30 200 bar 5 minutes.
14:45 - 20:00: RIH with perforation gun assembly from surface to 3360 m. WHP 18 bar.
20:00 - 22:00: Correlated across perforation interval. Positioned gun with top shot at 3296 m. WHP 36 bar, bled down to 1,2 bar.
22:00 - 22:15: Perforated interval between 3296 m to 3304 m. WHP stabilized at 32 bar.
22:15 - 00:00: POOH with perforation gun assembly from 3304 m to 1361 m.

24-hour summary: Rigged up and prepared for wire line operations. Perforated well.
Hourly activities:
00:00 - 01:00: POOH with perforation gun assembly from 1361 m to 250 m.
01:00 - 01:15: Performed pre-job safety meeting prior to handling of explosives.
01:15 - 03:00: POOH with perforation gun assembly from 250 m to surface. Closed well, inflow tested and bled down to 0 bar.
03:00 - 04:00: Broke lubricator. Laid down perforating BHA on deck.
04:00 - 08:15: Re-build cable head and prepared guns for perforation run
08:15 - 08:30: Performed pre-job safety meeting prior to handling of explosives.
08:30 - 10:30: Picked up and made up perforation gun assembly Made up and leak tested WL lubricator and quick test sub rig up to 30 200 bar 5 minutes.
10:30 - 13:30: RIH with perforation gun assembly from surface to 3378 m. WHP 35 bar.
13:30 - 14:45: Correlated across perforation interval. Positioned gun with top shot at 3284 m. WHP 32 bar.
14:45 - 15:00: Perforated interval between 3278 m to 3284 m. WHP stabilized at 32 bar.
15:00 - 15:15: Correlated across perforation interval. Positioned gun with top shot at 3245 m. WHP 32 bar.
15:15 - 15:30: Perforated interval between 3251 m to 3245 m. WHP stabilized at 32 bar.
15:30 - 18:00: POOH with perforation gun assembly from 3284 m to 180 m.
18:00 - 18:15: Performed pre-job safety meeting prior to handling of explosives.
18:15 - 19:45: POOH with perforation gun assembly from 180 m to surface. Closed well, inflow tested and bled down to 20 bar. Observed blockage in bleed down line.
19:45 - 21:15: Unblocked the bleed down line.
21:15 - 21:45: Bled down pressure to 0 bar.
21:45 - 00:00: Broke lubricator. Laid down perforating BHA on deck. Cut cable and rebuild head.

24-hour summary: Perforated well, perforation run
Hourly activities:
00:00 - 03:30: Cut cable and rebuild head. Prepared for perforation run 3.
03:30 - 03:45: Performed pre-job safety meeting prior to handling of explosives.
03:45 - 04:15: Picked up and made up perforation gun assembly and stabbed lubricator.
04:15 - 04:30: Made up and leak tested WL lubricator and quick test sub to 30/200 bar 5/10 min.
04:30 - 08:15: Opened well as per procedure. RIH w/ perforation run 3254 3262 m) as per program and SLB/AKER procedure.
08:15 - 09:00: Correlated across perforation interval. Positioned gun with top shot at 3254 m. WHP 32 bar.
09:00 - 09:45: Perforated interval 3254 3262 m. No indication of guns firing. Attempted to fire several times, no success.
09:45 - 11:45: POOH from 3262 m to 200 m, established barriers prior to pulling guns to surface.
11:45 - 12:00: Performed TBT prior to handling of unfired guns.
12:00 - 13:00: POOH from 200 m to surface. Closed HMW on XMT, inflow tested same and bleed pressure in WL riser as per procedure.
13:00 - 13:30: Broke lubricator and disconnected fire head from gun section.
13:30 - 15:00: L/d gun section on HTS. SLB investigated gun section/fire head.
15:00 - 15:15: Performed pre-job meeting for making up new perforation toolstring.
15:15 - 16:15: Picked up and made up new gun assembly re-run. Stabbed lubricator and m/u same, tested quick test sub to 30/200 bar fo 5/10 min.
16:15 - 20:15: Opened well as per procedure. RIH w/ perforation run re-run 3254 3262 m) to 3375 m.
20:15 - 21:15: Correlated across planned perforation interval. Positioned gun with top shot at 3254 m. Reduced WHP from 102 bar to 35 bar.
21:15 - 21:30: Perforated interval 3254 3262 m and observed good indication that guns had been fired. WHP 35 bar.
21:30 - 00:00: POOH with perforation assembly from 3262 m to 200 m. WHP 35 bar.

24-hour summary: Rebuild cable head and prepared for perforation run RIH with run correlated at depth and attempted to fire guns without success. POOH perforation toolstring re-build assembly. RIH perforation assy 3# re-run, correlated at depth and perforated interval 3254 3262 m. POOH with perforation run
Hourly activities:
00:00 - 02:00: Closed and inflow tested HMV, good test. Drained and flushed riser with nitrogen. Broke lubricator. Disconnected fired gun section from tool string. All shots fired. L/d assemblies on deck.
02:00 - 04:00: Layed down lubricator section with grease injection head on HTS. Prepared for double lift of wireline riser with elevators and lifting cap. Disconnected riser and suspended same in slips and TDS. Installed tree cap.
04:00 - 08:00: Removed split hatches and installed permanent hatch on f-1 slot. Secured bolts on hatch and removed moonpool access scaffold. Prepared for skidding cantilever package.
08:00 - 08:30: Installed and pressure tested hose to KWV, 20/220 bar for 5/10 mins.
08:30 - 08:45: Performed pre-job meeting with all involved personel for testing of xmas tree.
08:45 - 11:45: Prepared and connected hoses and lines for testing of xmas tree. Meanwhiled continued preparation for skidding of cantilever package.
11:45 - 13:00: Pressure tested tree cap to 30/200 bar for 5/10 min. Pressure tested tree SV to 30/200 bar for 5/10 min.
13:00 - 14:30: Pumped 1 m3 MEG and displaced with 2 m3 packer fluid, 200lpm 200 bar.
14:30 - 15:00: TOFS, observed discrepancy in test pressure. Confirmed correct test pressure and prepared permit for tree test to 30/345 bar.
15:00 - 17:00: Pressure tested surface line, tree cap and SV to 30/345 bar for 5/10 min.
17:00 - 19:00: Pumped remaining 6 m3 packer fluid w/ 200lpm 300 330 bar 8 m3 packer fluid in total). Monitored and bled off WHP f/330 90 bar.
19:00 - 20:00: Monitored and bled off WHP f/90 60 bar while waiting on decision for next operation.
20:00 - 20:30: Decision made to perform additional perforation run on f-1 b. Terminated final pressure tests on xmas tree. Bled down pressure to 35 bar, closed DHSV. Bled pressure above DHSV to 5 bar, closed HMV and SV.
20:30 - 20:45: Performed TBT for handling hatches in moonpool.
20:45 - 22:45: Removed permanent hatch from f-1 slot. Installed split hatches.
22:45 - 23:00: Performed pre-job meeting for installation of wireline riser.
23:00 - 00:00: Removed tree cap. Lowered and landed w/l riser on tree. M/u riser to tree.

24-hour summary: L/d wireline toolstring re-run. Rigged down w/l equipment, disconnected riser and suspended same. Installed tree cap, removed split hatches and installed permanent hatch on f-1 slot. Prepared for skidding cantilever package. Installed test lines for pressure testing on xmas tree. Tested xmas tree and valves. Terminated tree testing operation and prepared for additional perforation run. R/u wireline equipment.
Hourly activities:
00:00 - 02:00: Re-installed 7/16" cable drum on w/l unit. Prepared grease injection head and cable head.
02:00 - 07:00: Leak tested w/l riser rig-up to rig floor with 30/200 bar for 5/10 min. M/u GIH to lubricator section. Schlumberger re-build cable head.
07:00 - 10:30: Prepared toolstring for run Opened and inspected s6 valve on standpipe manifold, stenciled numbers on manifolds and main deck hatches. Performed general rig maintenance and high wind checks.
10:30 - 11:00: P/u lubricator, m/u wireline toolstring and stabbed lubricator on riser section.
11:00 - 13:15: Pressure tested quick test sub and lubricator section to 30/200 bar for 5/10 min. Bled down pressure, lifted lubricator and set back same.
13:15 - 19:00: Waited on new seal rings for perforation toolstring, eta maersk inspirer 19 00 hrs w/ helicopter. Meanwhile performed general rig maintenance. Opened BOP ram doors. Inspected and measured rams and cavities.
19:00 - 00:00: Waited on new seal rings for perforation toolstring. Helicopter cancelled due to fog. New eta for seal rings 07 00 hrs w/ supply boat rem hrist. Meanwhile performed general rig maintenance. Cleaned and inspected all BOP seals prior to closing ram doors. Closed ram doors and prepared BOP for pressure testing. Installed scaffold under NT-2 connector. Torqued up bolts on standpipe valve

24-hour summary: Rigged up wireline equipment for additional perforation run Leak tested wireline riser. Prepared toolstring for run Leak tested QTS and lubricator. Waited on seal rings for wireline toolstring, meanwhile performed general rig maintenance.