bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 04:00: Continued to RIH with sidewall coring toolstring from 3219 4230 m.
04:00 - 06:00: Ran correlation log. Start POOH with sidewall coring toolstring/drillpipe taking 2 sidewall cores per station while POOH. 30 out of 50 sidewall cores taken.
06:00 - 07:00: Continued to POOH with sidewall coring toolstring/drillpipe from 3920-3770 m. Took sidewall cores while POOH.
07:00 - 08:30: Completed taking sidewall cores. Continued to POOH with sidewall coring toolstring/drillpipe to 3189 m.
08:30 - 10:00: Atlas pulled wet connector loose with no problems 7000 lbs. MT- of pull needed. Atlas POOH with electric line. RD side entry sub LD stabilizer.
10:00 - 10:30: RD atlas wireline sheaves from derrick.
10:30 - 18:00: Completed POOH with sidewall coring toolstring/drillpipe. LD sidewall coring toolstring.
18:00 - 22:00: RU 2 7/8" tubing handling equipment. PU cement muleshoe+24 jts. 2 7/8" tubing for p&a cement plugs.
22:00 - 00:00: Continued TIH with cement stinger from 241 950 m.

24-hour summary: Finished shooting sidewall cores via pcl techniques. POOH with sidewall coring toolstring to 7" shoe. Disconnect POOH with wet connector via electric line. RD atlas sheaves. Continued to POOH with sidewall coring toolstring/drillpipe. MU 2 7/8" cement stinger TIH to start p&a.
Hourly activities:
00:00 - 06:00: Continued to TIH with cement stinger from 950 2840 m. MU cementing joint/5" DP before continuing to TIH to spot first plug.
06:00 - 09:00: Finished MU cementing assembly for spotting p&a plugs. Serviced top drive iron roughneck performed electrical tests on drawworks while monitoring weather. 7/8" muleshoe 10 stands inside 7" shoe.
09:00 - 11:30: Continued to TIH from 2835 to 4246 m.
11:30 - 12:00: Circulated 870 LPM ø 192 bar.
12:00 - 15:00: Weather drastically increased decision made to POOH hang-off. Pumped 2 slugs due to excessive u-tubing of mud unsuccessful in stopping u-tubing of mud up string. POOH from 4246 to 3584 m mud constantly u- tubing up string.
15:00 - 16:00: Due to rig heaves, stopped POOH MU FMC hang-off-tool IBOP below tool) into drillpipe string. RIH to wellhead landed string in wellhead-2 7/8" tubing ø 3694m-& released hang-off-tool's running tool closed lower pipe rams.
16:00 - 18:00: POOH with drillpipe hang-off-tool's running tool. Displaced oil base mud from riser using seawater displaced via choke line. Closed blind/shear rams blocked all stack functions. Unlatched ø 1755 hrs. Due to 10 m heave.
18:00 - 19:30: De-ballasted rig 3 m to 18,2m-survival draft.
19:30 - 00:00: Waited on weather.

24-hour summary: Monitored weather while 10 stands above 7" shoe. Weather decreasing RIH to TD with cement stinger. Started circulating weather deteriorated rapidly. POOH hang-off string. Unlatched lmrp ø 1755 hrs. Wait-on- weather.
Hourly activities:
00:00 - 06:00: Waited on weather.
06:00 - 09:00: Continued waiting-on-weather.
09:00 - 10:00: Slipped cut drilline while ballasted-down rig from 18,2 m to 21,3 m draft.
10:00 - 13:00: RU riser handling equipment.
13:00 - 14:00: Pulled diverter LD same.
14:00 - 16:00: RU riser lifting sub MU 1 stand of 5" drillpipe. Collapsed inner barrel of slip joint locked same.
16:00 - 17:00: Prepared t0 launch ROV.
17:00 - 21:30: Launched ROV. Moved rig port aft in order to land lmrp onto bops.
21:30 - 23:00: Landed lmrp onto bops. Reconnected lmrp performed 22,7 MT overpull test. Tested choke kill lines to 35 bar for 5 min. 345 bar for 10 min. stroking out slip joint's inner barrel. RU to run diverter.
23:00 - 00:00: Opened failsafe valves checked for pressure below blind/shear rams- no pressure. Circulated mud down kill line up choke line. Landed diverter. Opened LPR checked for pressure-no pressure. Circulated mud down kill line up choke line-took 0,8 m3 mud to fill hole before returns to trip tank. Closed LPR.

24-hour summary: Continued waiting-on-weather. Latched lmrp onto bops. Checked for pressure in wellbore. RIH MU drillpipe into hang-off-tool. Retrieved hang-off-tool stood back same. Circulated to balance mud.
Hourly activities:
00:00 - 01:30: Completed nu diverter. RD riser spider/riser handling equipment.
01:30 - 02:00: RIH with 5" drillpipe to retrieve hang-off-tool. Opened blind/shear rams completed RIH to wellhead. MU drillpipe into hang-off-tool.
02:00 - 03:30: Displaced riser with oil base mud by circulating down choke kill lines. Opened LPR pulled hang-off-tool out of wellhead 54 MT of overpull required 186 MT weight indicator reading. POOH with hang-off-tool to surface broke-out same from drillpipe mud u-tubing up drillpipe. Secure drillpipe with IBOP stood back hang-off-tool.
03:30 - 06:00: Circulated down drillpipe to balance mud 1000 LPM ø 210-230 bar. Mud weight out before bottoms-up 1,45 SG. Maximum gas reading 25 Fine solids on bottoms-up blinded screens had to change screens. After bottoms-up 1000 LPM 186 bar. No mud losses downhole while circulating. Hole ø3558m 3577m-stalling top drive.
06:00 - 07:00: Continued to circulate in order to balance mud. Removed grey IBOP from string.
07:00 - 07:30: While POOH from 3694-3558 m, pipe stuck ø 3558 m. Could rotate but unable to pull above 3558m. Worked string free with maximum of 50 MT overpull.
07:30 - 09:00: Continued to POOH to 3469 m to get above tight spot. PU hang-off-tool installed course threaded release sub back into tool's stand. Stood hang-off-tool back in derrick.
09:00 - 09:30: RIH to 3498 m. Mud u-tubing from drillpipe. Circulated to balance mud.
09:30 - 11:00: RIH from 3498 4250 m TD.
11:00 - 13:00: Circulated 1,5 times bottoms-up to balance mud prior to setting balanced cement plug 1000 LPM ø 203 bar.
13:00 - 13:30: MU cementing stand into string tested cement line to 345 bar for 5 minutes.
13:30 - 15:00: Spotted cement plug number 1 from 4250 4025 m. Pumped 2 m3 1,69sg spacer, 5,1 m3 1,90 SG cement slurry, 0,35 m3 1,69 SG spacer displaced with 21,3 m3 1,40 SG mud.
15:00 - 15:30: POOH to 4025 m.
15:30 - 18:00: Circulated one hole volume 945 LPM ø 189 bar.
18:00 - 18:30: MU cementing stand into drillpipe tested cement line to 345 bar for 5 minutes.
18:30 - 20:00: Spotted cement plug number 2 from 4025 3800 m. Pumped 2,0 m3 1,69 SG spacer, 5,1 m3 1,90 SG cement slurry, 0,35 m3 1,69 SG spacer displaced with 18,9 m3 1,40 SG mud. Note pipe stuck momentarily while cementing freed with 73 MT overpull.
20:00 - 21:30: POOH from 4025 3660 m. Hole took 1,07 m3 of additional fill on trip out of hole took 27 MT overpull to pull past tight spot ø 3878 m.
21:30 - 00:00: Started circulating bottoms-up ø 3660m 500 LPM ø 65 bar. Maximum gas reading 7,2 had to rotate string constantly because of problems".

24-hour summary: Finished circulating mud. TIH to TD circulated mud. Spotted p&a plug from 4250-4025 m. POOH to 4025 m spotted p&a plug from 4025-3800m. POOH to 3660m circulated mud. Spotted hi-vis pill POOH to 3250 m. Spotting p&a plug from 3250-3100m.
Hourly activities:
00:00 - 01:00: Boosted riser with additional mud pump once bottoms-up was above wellhead completed circulating bottoms-up. No spacer or cement returns. Spotted 6 m3 of LCM" mud in hole.
01:00 - 02:30: POOH from 3660 3350 m.
02:30 - 03:00: Pumped 4 m3 hi-vis pill displaced to end of drillpipe 650lpmø107bar.
03:00 - 03:30: POOH from 3350 3250 m while pumping/spotting hi-vis pill from 3350 3250 m.
03:30 - 05:30: Circulated bottoms-up 800 LPM ø 131 bar. Boosted riser with additional mud pump once bottoms-up was above wellhead to reduce circulating time.
05:30 - 06:00: MU cementing stand into drillpipe tested line to 345 bar for 5 minutes.
06:00 - 07:30: Spotted cement plug number 3 from 3250 3100 m. Pumped 1,8 m3 1,69 SG spacer, 4 m3 1,95 SG cement slurry, 0,61 SG spacer displaced with 12,57 m3 1,40 SG oil base mud.
07:30 - 08:30: POOH from 3250 2940 m. Hole took 1 m3 of additional fill on trip out of hole.
08:30 - 12:30: Circulated bottoms-up 500 LPM ø 62 bar. Note boosted riser once bottoms-up above wellhead to reduce circulating time.
12:30 - 19:00: POOH from 2940-1812 m LD 39 jts. 5" drillpipe 78 jts. 3 1/2" drillpipe while POOH.
19:00 - 22:30: Continued to POOH from 1812 241 m with 3 1/2" drillpipe.
22:30 - 00:00: LD 9 jts. 2 7/8" tubing cement stinger.

24-hour summary: Spotted plug number 3 from 3250-3100 m. POOH to 2940 m circulated. POOH LD tubulars on trip out of hole. MU 5 7/8" bit BHA to test plug number 3 started RIH.
Hourly activities:
00:00 - 02:30: Completed LD 15 jts. 2 7/8" tubing muleshoe. Note started losing mud ø0000 hrs. Stopped operations for approximately 1/2 hour checked trip tank other surface equipment/slip joint for leaks. Between 0000 0230 hrs. Trip tank dropped 6,4 m3 more than calculated hole fill for tubulars.
02:30 - 03:30: While cleaning rig floor preparing to MU BHA, visually observed annulus level drop in riser. Closed blind/shear rams rate of mud loss did not decrease 1,3 m3 lost in 30 minutes. Opened blind/shear rams mud needed to fill hole below rams was negligible.
03:30 - 06:00: MU 5 7/8" bit BHA for testing of plug number 3. Ran 4 stands 3 1/2" drillpipe to 293 m placing drillpipe across upper annular preventer. Rate of loss to hole via trip tank remained constant approximately 2 m3/hour.
06:00 - 07:00: With bit ø 293 m, closed upper annular on 3 1/2" DP. 0,6 m3 mud lost down annulus in 20 minutes verified that mud loss was due to leak in riser system above upper annular preventer. Opened upper annular.
07:00 - 07:30: Continued to RIH from 293 640 m.
07:30 - 08:30: Repaired burst hydraulic hose on upper racking arm. Note moved rig 3 m ø approximately 0830 hrs. slowed leak from riser to 0,3 m3 hour.
08:30 - 10:00: Pressure tested cement plug number 3 to 70 bar for 15 minutes before displacing riser to seawater.
10:00 - 11:00: Displaced oil base mud with seawater from 640 m to surface in order to prevent additional leakage of oil base mud from riser.
11:00 - 17:00: Continued RIH with 5 7/8" bit from 640 3146 m.
17:00 - 17:30: Tagged top of cement plug number 3 ø 3146 m. Weight tested plug by slacking-off 10 MT down.
17:30 - 19:00: Displaced oil base mud with 1,40 SG water base mud.
19:00 - 20:30: Needed 20 m3 additional water base mud to finish displacement built 1,40 SG water base mud.
20:30 - 21:00: Completed displacing hole to 1,40 SG water base mud.
21:00 - 22:00: Closed upper annular tested cement plug number 3 to 120 bar for 15 minutes. Unable to continue building water base mud while pumping oil base mud onboard supply boat.
22:00 - 00:00: Completed pumping trash oil base mud to boat. Continued to build 1,40 SG water base mud for slugging drillpipe for filling hole on trip out of hole.

24-hour summary: Verified losing mud via riser system. Continued to RIH to 640m tested cement plug to 70 bar displaced riser to seawater. Continued RIH to cement plug number 3-tagged weight tested ø 3146m. Displaced oil base mud with water base mud because of leak in riser. Built waterbase mud to allow POOH. Started POOH with 5 7/8" bit LD 5" drillpipe.
Hourly activities:
00:00 - 00:30: Completed building 1,40 SG water base mud for trip out of hole.
00:30 - 01:30: Circulated 1 DP volume to shear thick mud while building slug. Build slug for trip out of hole.
01:30 - 06:00: POOH LD 5" drillpipe on trip out of hole. At report time 52 jts. LD bit depth 2639 m. Note losing approximately 1,5 m3/hr. Via riser leak.
06:00 - 11:00: Continued to POOH from 2639-178 m/top of BHA. LD total of 84 jts. 5" drillpipe on trip out of hole. Note ø 0700 hrs. Displaced riser to seawater via choke line because riser leak started again. Lost 3,3 m3 water base mud via riser before displacing mud from riser.
11:00 - 12:30: LD 9 jts. 3 1/2" HWDP, 1 jar, 9-4 3/4" DC BHA while POOH.
12:30 - 14:00: RIH retrieved 9 5/8" wear bushing from wellhead.
14:00 - 21:00: MU 9 5/8" casing cutting assembly RIH landed marine swivel into wellhead spaced-out cutters ø 1485 m. Displaced riser back to 1,40 SG water base mud ø 2030 hrs. via choke line.
21:00 - 21:30: Cut 9 5/8" casing ø 1485 m with upper annular closed. Free rotating torque before 7860 NM. While cutting torque 10800 NM pump pressure 76 bar ø 540 LPM. After cut torque returned to 7860 NM pump pressure 38 bar ø 540 LPM. Note rotary speed 140 RPM while cutting.
21:30 - 22:30: Swept gas from bops via seawater mud. Closed lower annular opened upper annular allowed trapped gas to migrate up riser. Then opened lower annular allowed gas to again migrate up riser. Note visually observed gas Also observed mud level dropping in riser annulus riser leaking again.
22:30 - 00:00: Circulated bottoms-up from 1485 m. Unable to circulate faster than 800 LPM because losing suction due to high viscosity of water base mud.

24-hour summary: Finished POOH with 5 7/8" bit. MU RIH with 9 5/8" casing cutting assembly. Cut casing ø 1485 m. Swept gas from stack circulated bottoms up. POOH with cutting assembly.
Hourly activities:
00:00 - 01:30: Completed circulating bottoms-up. Maximum gas reading 4 Flow checked, pumped slug displaced riser back to seawater.
01:30 - 05:30: POOH with casing cutting assembly- stood back tubulars for future use. Note LD 2 jts. 5" HWDP to accomodate standing-back of cutting assembly
05:30 - 06:00: RIH with FMC spring-loaded tool to retrieve seal assembly
06:00 - 06:30: RIH to wellhead with FMC spring-loaded tool. MU into seal assembly. Closed upper annular PU 2,5 MT to pull seal assembly free.
06:30 - 07:30: Gas migrated up riser past the closed annular. Swept gas from bops using seawater. Closed lower annular opened upper annular allowed gas to migrate up riser. Opened lower annular allowed gas to migrate
07:30 - 08:00: POOH didn't recover seal assembly.
08:00 - 10:00: RIH again with spring-loaded tool. MU into seal assembly PU 4 MT to pull seal assembly free. Additional gas migrated up riser. Shut-in well bled gas off. Swept gas from bops using seawater. Opened well POOH with seal assembly. LD seal assembly stand back tool.
10:00 - 13:30: MU 9 5/8" casing spear with pack-off. RIH PU 14 jts. 5" 25,6# u170 drillpipe. Engaged 9 5/8" casing with spear ø 182 m 1 m below 10 3/4" x 9 5/8" x/over. Note 9 5/8" casing cut ø depth of 1485 m.
13:30 - 14:30: Pulled 9 5/8" x 10 3/4" string free with no additional overpull. Had to manuever string to pull casing through the annulars. PU casing hanger 20 m above wellhead. Note casing cut now ø 1465 m spear ø 162 m.
14:30 - 16:30: Closed upper annular established injection into formation. Bullheaded down 10 3/4"-9 5/8" x 13 3/8" annulus via upper choke line ø 935 LPM 31,3 m3 oil base mud 50 m3 1,40 SG water base mud. Pressure decreased from 103 bar to 55 bar when water base mud reached 13 3/8" shoe/formation.
16:30 - 18:00: Monitored shut-in pressure 45 bar. Bled-off pressure, in stages, to 0 bar bled back a total of 3 m3.
18:00 - 19:30: Opened upper annular started circulating bottoms-up spear ø 162 m casing cut ø 1465 m. Stopped circulating water base mud ø 1920 hrs. Because lost 3,5 m3 mud from leak in slip joint. Note mud weight in 1,38 SG mud weight out 1,33 SG.
19:30 - 20:30: Slip joint leak caused loss of pump suction tranferred mud to a. Pit to allow regaining of pump suction. Note rig downtime.
20:30 - 21:30: Unable to weight-up mud to 1,40 SG because couldn't obtain barite into pump room's surge can. Note rig downtime.
21:30 - 22:00: Investigate barite situation check barite tanks
22:00 - 23:00: Displaced water base mud in riser with seawater due to leaking riser. Closed upper annular monitored hole via choke line leak in riser doesn't allow monitoring of hole. Hole static opened upper annular. Note rig downtime.
23:00 - 23:30: POOH with spear casing string spear pulled from 162 124 m casing pulled from 1465 1427 m.
23:30 - 00:00: Air hose to pneumatic drillpipe elevators burst. Removed air hose RU manual drillpipe elevators.

24-hour summary: Pulled seal assembly. Speared 9 5/8" x 10 3/4" casing string. Bullheaded annular volume to formation. POOH-LD 10 3/4" 9 5/8" casing.
Hourly activities:
00:00 - 01:00: Continued to POOH with drillpipe/spear casing string until 10 3/4" casing hanger ø surface. With spear 75m below rotary, released spear.
01:00 - 03:00: RU false rotary. Completed POOH with spear pack-off assembly. Note casing cut ø 1378 m.
03:00 - 06:00: POOH with 10 3/4" x 9 5/8" casing string. LD casing hanger, 5 jts. 10 3/4", x/over 6 jts. 9 5/8" as of 0600hrs
06:00 - 13:00: Completed LD 9 5/8" casing total of 103 jts. 9 5/8" casing recovered.
13:00 - 14:00: RD casing tools.
14:00 - 14:30: Replaced air hose for drillpipe elevators.
14:30 - 20:00: MU 3 1/2" cementing mule shoe and RIH with 3 1/2" and 5" drillpipe to 1640 m.
20:00 - 22:00: Circulated mud weighted up to 1. 40 SG. MAX gas reading 36. 6 o/o.
22:00 - 22:30: Spotted hi-vis pill from 1640 1540 m.
22:30 - 23:00: POOH to 1540 m. RU to cement.
23:00 - 00:00: Started spotting cement plug number 4 from 1540 1385 m. Pumped 3m3 drill water spacer.

24-hour summary: Finished LD 9 5/8" casing. RIH and spotted cement plug number 4 from 1540 1385 m. POOH to 1350 m and circulated. POOH LD 3 1/2" DP on trip out.
Hourly activities:
00:00 - 01:00: Completed pumping 9. 8 m3 1,9 SG cement slurry, 0. 3 m3 drill water 4 m3 1,40 SG water base mud.
01:00 - 01:30: POOH from 1540 1350 m.
01:30 - 03:30: Circulated bottoms-up/cement in returns at bottom-up. Displaced riser to seawater. Dumped contaminated mud at shakers.
03:30 - 06:00: POOH LD 3 1/2" DP on trip out. jts LD as of report time).
06:00 - 08:00: Completed POOH with 3 1/2" muleshoe. LD a total of 111 jts. 3 1/2" DP on trip out.
08:00 - 13:00: MU 12 1/4" bit and 13 3/8" scraper BHA and RIH. Scraped area around 1350 m on trip-in-hole.
13:00 - 14:00: Tagged cement plug number 4 at 1371 m 14 m high. Weight tested plug with 10 MT pressure tested to 102 bar for 10 minutes.
14:00 - 19:00: POOH with 12 1/4" bit and scraper BHA. LD 96 jts. 5" drillpipe on trip-out-of-hole.
19:00 - 23:00: RU atlas electric line. RIH with 13 3/8" bridge plug on electric line started dragging at 1209 m on 3rd attempt made progress to 1214 m. Set bridge plug at 1209 m of plug). POOH and RD atlas.
23:00 - 00:00: MU 13 3/8" casing cutting assembly.

24-hour summary: Finished POOH with cement muleshoe. RIH and tagged plug number 4 at 1371 m tested same. POOH. Ran 13 3/8" bridge plug on electric line dragging below 1209 m made it to 1214 m. Set bridge plug at 1209 m. POOH with electric line. MU and RIH 13 3/8" casing cutting BHA. Cut 13 3/8" casing at 211 m.
Hourly activities:
00:00 - 03:00: Completed MU assembly and RIH landed marine swivel into wellhead spaced-out cutters on 211 m. Closed upper annular.
03:00 - 04:00: Cut 13 3/8" casing at 211 m with upper annular closed. Free rotating torque before 2700 NM while cutting 5400-13500 NM after cutting 2700 NM. While cutting pump pressure 76 bar at 1220 LPM after cutting pump pressure 31 bar. Rotary speed while cutting 120 RPM.
04:00 - 06:00: Swept gas from bops using seawater and mud. Allowed gas to migrate up riser. Closed lower annular and opened upper annular. Allowed gas to migrate. Opened lower annular gas migrated rapidly. Closed diverter packer. Waited 10 minutes and opened packer. Gas still migrating up riser.
06:00 - 07:00: Circulated bottoms-up from 211 m depth of 13 3/8" cut. Maximum gas reading 63 o/o.
07:00 - 08:00: Displaced riser from mud to seawater.
08:00 - 09:00: POOH with 13 3/8" casing cutter assembly. Stood back in derrick.
09:00 - 11:00: RIH with FMC spring loaded tool to wellhead, MU tool into seal assembly. Closed annular and pulled seal assembly free, swept bops for gas. No gas present. Opened annular and POOH with seal assembly.
11:00 - 16:00: MU 13 3/8" spear/pack-off assembly. Engaged 13 3/8" casing below well- head. Unable to pull 13 3/8" casing free with 154 MT overpull. Established injection 680 LPM at 16 bar. Released spear and POOH.
16:00 - 19:00: RD weatherford's powermaster frame and tools. LD baker's casing cutting and pulling tools from derrick.
19:00 - 21:30: RIH with 3 1/2" muleshoe and drillpipe to 462 m. POOH to 350 m LD 11 jts 3 1/2" drillpipe.
21:30 - 22:00: Spotted 1,40 SG hi-vis pill from 350 250 m.
22:00 - 23:00: POOH to 125 m. LD 24 jts 3 1/2" drillpipe.
23:00 - 00:00: RIH with 5" drillpipe to 250 m.

24-hour summary: Circulated out gas from 13 3/8" casing cut at 211 m. POOH with cutter. Pulled seal assembly. Attempted to pull 13 3/8" casing unsuccessful. LD tubulars from derrick. RIH to 462 m. POOH to 350 m, LD 3 1/2" drill pipe. Spotted hi-vis pill from 350 250 m. POOH and spotted cement plug number 5 from 250 125 m. Squeeze mud/cement. Washed to 150 m and circulated bottoms up with seawater. POOH to bops. POOH LD 3 1/2" drillpipe.
Hourly activities:
00:00 - 00:30: MU cementing stand. RU hose.
00:30 - 02:30: Spotted cement plug number 5 in 13 3/8" casing from 250 125 m. Pumped 3 m3 drillwater spacer, 9,8 m3 1,92 SG cement slurry, 5 m3 drillwater spacer.
02:30 - 04:00: POOH to 124 m. Closed upper pipe ram. Squeezed 1,95 m3 mud down choke line. 10 bar at m3 per minute. Final shut-in pressure 10 bar. Bled off m3. Opened ram. Circulated cement back to surface 3,4 m3 early. Split pumps and flushed choke line while circulating down string.
04:00 - 05:00: Washed down to 150 m. 1 pump on on riser, 1 pump on string. Circulated until no cement in returns. of cement 150 m).
05:00 - 06:00: POOH to bops and jet clean. POOH. LD 3 1/2" drillpipe.
06:00 - 14:00: Continued LD 3 1/2"dp. LD down from derrick 5" DP, 5" HWDP, 6 1/2" DC and broke down emergency hang off tool.
14:00 - 15:00: Slip and cut drilling line.
15:00 - 18:00: RU to pull lmrp. Held pre-job safety meeting with involved personnel
18:00 - 19:00: Pulled and laid down diverter assy.
19:00 - 21:00: Picked up 2 risers and made up to slip jt.
21:00 - 00:00: Performed 50 ton overpull test and unlatched lmrp at 2135 hrs. Removed kill/ choke/ booster lines and pod line saddles.

24-hour summary: Continued l/d excess tubulars from derrick. S/c drill line, rigged up and disconnected lmpr, pulled rig off location. Pulled lmpr to splash sone.
Hourly activities:
00:00 - 00:30: Continued rigging down from slip jt. Stored riser support ring.
00:30 - 03:00: Moved rig 30m off location in 020 degr direction.
03:00 - 06:00: Pulled lmpr to splash sone.
06:00 - 06:30: Continued pulling lmrp to moonpool.
06:30 - 10:30: Secured lmrp and dismantled pod female recepticals in order to land lmrp onto skid beams. Set down lmpr OK.
10:30 - 12:00: Removed bullseye and position beacon and disconnected riser joint. Inspected flex joint and found 3 key seats.
12:00 - 00:00: Moved lmrp to FWD side in moonpool. Disconected kill and choke line coflex hoses and flex joint.

24-hour summary: Completed trip to retrieve lmrp. Changed out worn flex jt and prepared to run lmpr.
Hourly activities:
00:00 - 06:00: Made up new flex joint and install on lmrp. Transported lmrp onto landing beams and made up to riser jt.
06:00 - 08:30: Mounted pod female recepticals and installed 1 pod and 2 guidelines
08:30 - 13:30: Ran in with lmrp to 9 m above guide posts.
13:30 - 17:00: Positioned rig from STB side to well center.
17:00 - 19:00: Prepared to land lmrp. Landed at 1830 hrs and performed over pull test after confirmed latch with 25 t.
19:00 - 19:30: Unlatched BOP and pulled 2m above wellhead. Top of BOP frame bumper interfered with template structure at aft side. Pulled rig 5m forward and pulled BOP 8m above guide posts.
19:30 - 20:30: Moved rig 30m off location in 020 degr direction.
20:30 - 00:00: Pulled BOP and landed on skid beams. Disconnected riser and removed guidelines.

24-hour summary: Prepared and run in and retrived BOP. Set corrosion cap and atached protection hatch.