Hourly activities:
00:00 - 00:30: Reciprocated across rathole and shoe 4 times. Swept hole with 20 m3 hivis pill.
00:30 - 01:45: Drilled 26" hole from 207 m to 217 m MD. Drilling parameters flow 3500 LPM SPP 98 bar 40 RPM wob 1 MT torque 2-3 KNM. Secured string on centralizer deck. Performed GMWD survey out of specification. Continuos MWD survey 0-0,57 deg.
01:45 - 03:45: Drilled 26" hole from 217 m to 228 m MD. Drilling parameters flow 3500 LPM SPP 48-95 bar 40 RPM wob 1 MT torque 2-3 KNM. Observed erratic string and torque peaks of 6-7 KNM at 227 m MD. Secured string on centralizer deck. Performed GMWD survey out of specification. MWD survey inclination 0,21 deg.
03:45 - 04:00: Drilled 26" hole from 228 m to 231 m MD. Drilling parameters flow 3500 LPM SPP 100 bar 40 RPM wob 1-2 MT torque 2-3 KNM. Observed lose guide on automatic slips. Picked off bottom and stopped drilling.
04:00 - 04:15: Removed automatic slips from rotary for repair. Continued operation with manual slips.
04:15 - 05:00: Drilled 26" hole from 231 m to 233 m MD. Drilling parameters flow 3500 LPM SPP 100 bar 40 RPM wob 1-2 MT torque 2-3 KNM. Secured string on centralizer deck. Performed GMWD survey out of specification. MWD survey inclination 0,26 deg.
05:00 - 06:00: Drilled 26" hole from 233 m to 239 m MD. Drilling parameters flow 3500 LPM SPP 100 bar 40 RPM wob 3-5 MT torque 2-4 KNM.
06:00 - 07:15: Drilled 26" hole from 239 to 245 m MD. Drilling parameters flow 3500 LPM SPP 100 bar 40 RPM wob 3-5 MT torque 2-4 KNM. Secured DP at centralizer deck. Performed GMWD survey accepted 0,24 azi 238 deg).
07:15 - 07:30: Reamed interval 230-246 m MD in order to reduce inclination. Parameters flow 3500 LPM SPP 97 bar 40 RPM torque 2-4 KNM.
07:30 - 08:00: Rigged up WL for performing singel shot survey.
08:00 - 08:45: Ran singel shot survey. Landed gyro in UBHO at 208 m MD and performed survey. POOH with WL.
08:45 - 09:00: Rigged down WL equipment.
09:00 - 11:15: Reamed interval 222-246 m MD in order to reduce inclination. Parameters flow 3500 LPM SPP 95 bar 140 RPM torque 2-4 KNM. Pumped 2 x 10 m3 hivis pills. Reduced iclination from 0,53 deg to 0,16 deg.
11:15 - 13:30: Drilled 26" hole from 246 m to 257 m MD. Drilling parameters flow 3500 LPM SPP 100 bar 40 RPM wob 3-5 MT torque 2-4 KNM. Secured DP at centralizer deck. Performed GMWD survey accepted. Pumped 10 m3 hivis pill.
13:30 - 14:15: Changed to slimmer type dies in TDS pipe handler in order to minimize scoring of DP couplings.
14:15 - 20:15: Drilled 26" hole from 257 m to 298 m MD. Flow 3100-3500 LPM SPP 100 bar 40 RPM wob 2-3 MT torque 2-4 KNM. Secured DP at centralizer deck and performed GMWD survey every singel drilled. Pumped hivs every singel.
20:15 - 20:45: Rigged up WL for performing singel shot survey. Marked pipe and rotary for tooface orientation.
20:45 - 21:15: Ran singel shot survey. Landed gyro in UBHO at 256 m MD and performed survey. Adjusted toolface to 132 deg and repeated surveys as required. POOH with WL.
21:15 - 21:45: Rigged down WL equipment. Made up TDS and performed GMWD survey.
21:45 - 22:00: Inserted automatic slips repair job).
22:00 - 22:15: Perfomed GMWD survey. Staged up pumps to 3000 LPM for sliding.
22:15 - 00:00: Initiated kick off according to dds instructions. Drilled/slided from 298 m to 328 m MD. Drilling parameters flow 3000 LPM SPP 75 bar 87-121 RPM wob 2-10 MT torque 1-4 KNM. Performed GMWD survey at 316 m MD.

24-hour summary: Drilled 26" hole from 239 m to 246 m MD. Performed singel shot survey on WL. Reamed hole to obtain verticallity. Drilled 26" hole from 246 m to 298 m MD. Performed single shot survey on WL. Initiated kick off. Drilled and oriented 26" hole from 298 m to 390 m MD.