bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 08:45: Ran 20" casing from 515m MD to 1198m MD. Average running speed 6. 5 joints HR.
08:45 - 09:00: Performed prejob meeting prior to pick up and make up 18 3/4" wellhead.
09:00 - 09:45: Laid out weatherford circulating tool. Changed out to 5 1/2" handling equipment.
09:45 - 10:30: Picked up and made up 18 3/4" wellhead to 20" casing. Prepared wellhead for running in hole.
10:30 - 11:15: Changed out ps30 slips and installed master bushings.
11:15 - 11:30: Performed prejob meeting prior to rigging down weatherford casing tong.
11:30 - 14:00: Rigged down weatherford casing equipment and laid out to deck.
14:00 - 16:00: Ran in hole with 20" casing on 5 1/2" heavy weight drill pipe from 1213m MD to 1312m MD. At 1312m MD, observed 15mt weight. Established circulation in stages to 1500 LPM and 39 bar. Washed down with 20" casing on 5 1/2" heavy weight drill pipe from 1312m MD to 1335m MD.
16:00 - 16:30: Made up cement stand to 5 1/2" heavy weight drill pipe.
16:30 - 16:45: Washed in hole with 20" casing at 1500 LPM and 40 bar from 1335m MD to 1348m MD. Landed and locked wellhead. Confirmed wellhead latched by applying 20mt overpull.
16:45 - 20:00: Circulated 2 x bottoms up with 2300 LPM and 18-27 bar. Meanwhile performed prejob meeting prior to performing cement job.
20:00 - 00:00: Closed IBOP and applied 30 bar above. Opened lo-torque and dropped ball. Mixed and pumped 304m3 1. 56sg lead slurry and 30m3 1. 92sg tail slurry.

24-hour summary: Ran 20" casing from 515m MD to 1348m MD and landed wellhead. Cemented casing.
Hourly activities:
00:00 - 02:30: Continued mixing and pumping 304m3 1. 56sg lead slurry and 30m3 1. 92sg tail slurry. Meanwhile made ready equipment for running high pressure drilling riser. Tranfered claxton tool to drill floor and attached sub. Performed general maintanence and house keeping.
02:30 - 04:00: Dropped top dart and pumped 1200 liters behind with cement unit. Observed top wiper plug sheared out with 145 bar. Closed lo-torque and opened IBOP. Displaced cement with 9669 strokes volume 1/2" shoetrack. Used 97 pump efficiency). No bump observed. Final circulating pressure observed was 60 bar at 1400 LPM.
04:00 - 04:30: Lined up down to cement unit. Bled back 540 liters to cement unit. Observed for backflow for 15 minutes no backflow observed.
04:30 - 05:30: Isolated drilling equipment for manriding. Removed control lines and cement hose from cement head.
05:30 - 06:15: Released overpull on running tool to neutral weight. Released 18 3/4" wellhead running tool by to turning 5 times clockwise. Pulled same above wellhead.
06:15 - 07:00: Racked back cement stand in derrick. Dropped 2 x wash balls into string. Made up new stand.
07:00 - 07:45: Jetted area around wellhead with 3000 LPM and 8 bar.
07:45 - 08:45: Pulled out of hole with 18 3/4" wellhead running tool on 5 1/2" heavy welght drill pipe from 130m MD. Laid out same to cantilever.
08:45 - 09:30: Laid out claxton running tool to cantilever.
09:30 - 10:30: Broke out cement stand and laid out same to cantilever. Made up single 5 1/2" heavy weight drillpipe and racked back stand.
10:30 - 10:45: Performed prejob meeting prior to start rig up to run high pressure drilling riser.
10:45 - 12:00: Picked up and made up riser spider. Installed in rotary and function tested same.
12:00 - 19:15: Rigged up to run high pressure drilling riser. Ran wellhead guide funnel and installed same in wellhead. Installed sheave and holdback lines. Installed tension ring on f-1 and teflon centralizers. Serviced top drive and installed VX gasket on wellhead.
19:15 - 19:30: Performed prejob meeting prior to start picking up and run heavy weight drilling riser.
19:30 - 20:00: Picked up TBC stress joint and ran through rotary, landed same in spider.
20:00 - 21:30: Picked up lower riser pup joint. Prepared seal faces on joint connection and made up same.
21:30 - 22:30: Function tested TBC in moonpool OK. Verified valve positions.
22:30 - 00:00: Picked up and made up intermediate riser joint

24-hour summary: Cemented 20" casing. Released casing running tool, pulled out of hole with same and laid out. Rigged up to run high pressure drilling riser. Ran high pressure drilling riser to 45m MD.
Hourly activities:
00:00 - 03:45: Ran in hole with high pressure drilling riser from 35m to 50m.
03:45 - 06:00: Picked up and made up intermediate riser joint Ran in hole with high pressure drilling riser from 50m to 64m.
06:00 - 09:45: Picked up and made up double intermediate riser joint and Ran in hole with high pressure drilling riser from 64m MD to 92m MD.
09:45 - 10:15: Waited on crane due to handling of boat.
10:15 - 12:45: Picked up and made up splash zone joint and upper pup joint. Ran in hole with high pressure drilling riser from 92m MD to 109m MD.
12:45 - 13:00: Changed to side door elevators for lifting tension joint.
13:00 - 15:30: Picked up and made up riser tension joint. Ran in hole with high pressure drilling riser from 109m MD to 114m.
15:30 - 16:15: Observed crack on flange protector. Cargo strapped cracked protector.
16:15 - 17:00: Continued running in hole with high pressure drilling riser from 114m MD to 121m MD.
17:00 - 17:15: Removed side door elevators. Installed auto elevators and rotating arm.
17:15 - 20:30: Picked up and made up BOP joint with claxton nt2 running tool. Changed flange faces, cleaned and inserted gasket.
20:30 - 21:45: Picked up riser. Removed elevators and c-plate. Removed riser spider.
21:45 - 23:00: Installed outer ring and master bushings.
23:00 - 23:15: Performed prejob meeting prior to land high pressure drilling riser.
23:15 - 23:45: Picked up x-over and 1 stand of drill pipe. Made up same to claxton running tool. Meanwhile ROV removed debris cap from well head.
23:45 - 00:00: Ran in with riser from 121m MD to above riser guide funnel at 136m.

24-hour summary: Ran in hole with high pressure drilling riser to 136m.
Hourly activities:
00:00 - 01:30: Ran in hole with riser from 136m to 137m. Entered riser guide funnel. Continued running in from 137m to top of wellhead. Rigged up tugger from moonpool to remove riser guide funnel.
01:30 - 02:00: Connected tugger to guide funnel and released hatch lock to disconnect riser guide funnel.
02:00 - 02:45: Lowered hotstab connector to seabed. Removed dummy stab and installed hotstab. Switched connector valves to run-position.
02:45 - 04:15: Landed connector on wellhead and set down 20mt weight. Pressured up to 3000 psi until indicator rods in closed position.
04:15 - 05:00: Performed pull test by applying 15mt overpull on riser OK. Filled riser while venting through open outlet on claxton tool.
05:00 - 06:00: Prepared to install centralizers, tension ring and cylinders. Meanwhile lined up to pressure test well with cement unit. Performed line test to 100 bar for 10 minutes OK. Built scaffolding around riser. Installed cap on claxton waco outlet.
06:00 - 09:15: Installed centralizers and boat collision tool.
09:15 - 10:00: Pressure tested riser and connector to 100 bar for 10 minutes OK. Pumped a total of 1200 liters, bled 1200 liters back.
10:00 - 18:15: Installed tension ring and cylinders.
18:15 - 18:30: Tranferred riser weight to cylinders. Tensioned up riser to 150mt.
18:30 - 19:00: Cleaned and tidied well head area and prepared to disengage claxton tool.
19:00 - 19:15: Performed prejob meeting prior to disengage claxton tool.
19:15 - 19:45: Spotted claxton control reel on drill floor. Installed control wire sheave. Meanwhile changed fittings on claxton tool.
19:45 - 20:00: Rigged up air hoses to claxton control line reel. Ran hoses through rotary and installed same on claxton tool.
20:00 - 20:45: Set down 5mt on claxton tool. Pressure up and disengaged claxton running tool. Picked up same and installed split bushings. Set claxton tool in slips. Broke out stand and racked back in derrick.
20:45 - 21:30: Picked up and made up pup joint to claxton tool. Removed outer bushings and outer ring. Picked up claxton tool to clear of rotary.
21:30 - 21:45: Installed outer ring and bushings.
21:45 - 22:00: Performed prejob meeting prior to lay out claxton tool.
22:00 - 22:45: Broke out pup joint and laid out claxton tool to cantilever.
22:45 - 00:00: Prepared to nipple up BOP. Rigged up to pressure test ibops. Modified scaffolding in moonpool.

24-hour summary: Ran in and landed riser on wellhead. Pressure tested riser and connector to 100 bar for 10 minutes. Installed centralizers, tension ring and cylinders. Disengaged claxton tool and laid out same to deck.
Hourly activities:
00:00 - 00:15: Performed prejob meeting prior to nippling up BOP.
00:15 - 00:45: Moved BOP to well centre.
00:45 - 05:00: Nippled up BOP. Meanwhile pressure tested hoses and ibops.
05:00 - 05:15: Performed prejob meeting prior to rigging up slick joint and diverter.
05:15 - 09:15: Rigged up slick joint. Attempted to lower diverter on to slick joint no go. Found skid position not aligned.
09:15 - 10:15: Checked and adjusted pressure on tension cylinders and attempted to move slick joint under diverter no go. Slacked off BOP on BOP craddle to fit BOP and slick joint below diverter no go.
10:15 - 10:45: Prepared cantilever and deck equipment for skidding. Removed staires and bridge.
10:45 - 11:00: Performed prejob meeting prior to perform skidding operation.
11:00 - 11:30: Skidded cantilever 20cm starboard. Verified alignment.
11:30 - 12:15: Lowered diverter on to slick joint. Not able to land correctly.
12:15 - 14:15: Pulled out diverter and checked same. Observed damage to alignment key on diverter. Removed alignment key and filed same to proper condition. Installed alignment key on diverter.
14:15 - 15:00: Landed off diverter. Installed hoses and activated diverter packer and overshot packer.
15:00 - 15:30: Filled up riser and BOP with seawater and verified no leaks.
15:30 - 16:15: Rigged down diverter running slips and shackles. Installed auto slips and rotating arm.
16:15 - 17:15: Picked up and made up BOP test tool. Ran in hole to 139m and landed off in wellhead.
17:15 - 17:30: Lined up to pressure test from cement unit. Closed upper pipe ram.
17:30 - 18:00: Pressure tested BOP and riser to 345 bar for 10 minutes OK. Pumped 389 liters, bled back 386 liters.
18:00 - 19:00: Pulled out of hole with BOP test tool and laid down same to cantilever.
19:00 - 19:15: Performed prejob meeting prior to pick up and make up bore protector running tool.
19:15 - 20:15: Picked up and made up bore protector running tool. Ran in hole with bore protector running tool on 5 1/2" drill pipe and set bore protector in wellhead by applying 5mt weight.
20:15 - 21:15: Released bore protector running tool by rotating one turn clockwise. Pulled out of hole with bore protector running tool on 5 1/2" drill pipe. Laid bore protector running tool out to deck.
21:15 - 21:30: Cleaned and tidied rig floor.
21:30 - 21:45: Performed prejob meeting prior to pick up and make up 17 1/2" bottom hole assembly.
21:45 - 00:00: Picked up and made up 17 1/2" bottom hole assembly to 50m.

24-hour summary: Nippled up BOP. Installed slick joint and diverter. Pressure tested BOP and riser to 345 bar for 10 minutes. Set bore protector in wellhead. Picked up and made up 17 1/2" bottom hole assembly to 50m.
Hourly activities:
00:00 - 03:30: Picked up and made up 17 1/2" bottom hole assembly from 50m to 109m.
03:30 - 03:45: Changed to 5 1/2" handling equipment.
03:45 - 04:15: Ran in hole with 17 1/2" bottom hole assembly on 5 1/2" heavy weight drill pipe from 109m to 230m.
04:15 - 06:30: Ran in hole with 17 1/2" bottom hole assembly on 5 1/2" drill pipe from 230m to 1000m.
06:30 - 07:30: Performed choke drill with both crews.
07:30 - 08:15: Ran in hole with 17 1/2" bottom hole assembly on 5 1/2" drill pipe from 1000m MD to 1281m MD.
08:15 - 09:00: Engaged top drive. Washed in hole from 1281m MD to 1321m MD. Tagged hard cement at 1321m MD with 10mt.
09:00 - 13:00: Drilled cement in shoetrack from 1321m MD to 1348m MD with 3800 LPM, 120 bar, 60-80 RPM and 8-16 KNM. Drilled and reamed through shoe and rat hole from 1348m MD to 1355m MD. Displaced hole to 1. 40 SG oil based mud while drilling shoe track.
13:00 - 13:30: Drilled 3 meters of new formation from 1355m MD to 1358m MD with 4200 LPM, 229 bar, 60 RPM and 7-11 KNM.
13:30 - 14:00: Circulated and conditioned mud prior to perform fit with 4200 LPM and 227 bar.
14:00 - 15:15: Closed upper pipe rams. Performed fit to 1. 55 SG at 1358m MD with 1. 40 SG oil based mud by applying 22 bar.
15:15 - 20:30: Drilled and oriented 17 1/2" hole from 1354m MD to 1440m MD with 3800-4100 LPM, 150-228 bar, 120 RPM, 9-15 KNM, 1. 41 SG ECD. Drilling ROP 35 m/hr.
20:30 - 21:00: Observed 20mt overpull when picking up pipe for connection. Reamed area with 4100 LPM, 225 bar, 60 RPM and 9-11 KNM.
21:00 - 00:00: Drilled and oriented 17 1/2" hole from 1440m MD to 1510m MD with 4100-4400 LPM, 228-257 bar, 120 RPM, 8-15 KNM, 1. 41 SG ECD. Drilling ROP 35 m/hr.

24-hour summary: Ran in hole with 17 1/2" bottom hole assembly from 50m to 1322m. Drilled out cement and shoe track in 20" casing from 1322m to 1349m. Displaced hole to 1. 40 SG oil based mud while drilling out shoe track. Cleaned out rat hole and drilled 3 meters new formation to 1358m. Performed fit to 1. 55 SG. Drilled and oriented 17 1/2" hole from 1358m to 1510m.
Hourly activities:
00:00 - 00:45: Drilled and oriented 17 1/2" hole from 1517m MD to 1527m MD with 4400 LPM, 259 bar, 120 RPM, 10-13 KNM, 1. 41 SG ECD. Drilling ROP 35 m/hr. At 1517m MD, observed plugged line from swaco cuttings unit to boat.
00:45 - 01:15: Performed slow circulation rates. Meanwhile moved boat from port side to starboard side. Hooked up line from swaco cuttings unit to boat.
01:15 - 16:15: Attempted to start-up transfer of cuttings on starboard side no go. Starboard side hose plugged. Laid out port side hose to deck. Worked on cleaning out plug on port side hose. Meanwhile reciprocated pipe with 3000-4400 LPM, 131-257 bar and 100-120 RPM. Racked back one stand every hour. Reamed area from 1515m due to 10mt overpull. Reset v-icis system. Laid down 3 1/2" drill pipe to deck. Rigged up for racking back 13 3/8" casing in derrick. Performed general maintanence and housekeeping.
16:15 - 20:30: Drilled and oriented 17 1/2" hole from 1527m MD to 1623m MD with 4500 LPM, 270 bar, 120 RPM, 12-18 KNM, 1. 41 SG ECD. Drilling ROP 35-40 m/hr at 1623m MD, observed plugged line from CCB to iso-tanks.
20:30 - 21:00: Performed slow circulation rates. Meanwhile routed cuttings to skips on deck. Racked 13 3/8" casing in derrick.
21:00 - 00:00: Cleaned out plugged hose from cleancut blower to iso-tanks. Meanwhile reciprocated pipe with 3600 LPM, 192 bar and 100 RPM. Performed general maintanence. Racked 13 3/8" casing in derrick.

24-hour summary: Drilled and oriented 17 1/2" hole from 1517m MD to 1527m MD. Cleared overboard hose for cuttings transport. Drilled and oriented 17 1/2" hole from 1527m MD to 1623m MD. Cleared hose from CCB funnel to iso-tanks.
Hourly activities:
00:00 - 01:30: Continued cleaning out hose from CCB funnel to iso-tanks. Cleaned out plugged pressure sensors on CCB. Meanwhile racked 13 3/8" casing in derrick.
01:30 - 20:15: Drilled and oriented 17 1/2" hole from 1623m MD to 2047m MD with 4400 LPM, 259-282 bar, 120-140 RPM, 10-23 KNM, 8-16 MT, 1. 41-1. 42 SG ECD. Drilling ROP 25-30 m/hr.
20:15 - 20:45: Performed slow circulation rates.
20:45 - 21:30: Drilled and oriented 17 1/2" hole from 2047m MD to 2054m MD with 4400 LPM, 282 bar, 140 RPM, 11-18 KNM, 10-16 MT and 1. 41 SG ECD. Drilling ROP 25 m/hr at 2054m MD, observed shut down of mud pumps.
21:30 - 22:45: Drilled and oriented 17 1/2" hole from 2054m MD to 2062m MD with 2000-4000 LPM, 80-243 bar, 140 RPM, 9-12 KNM, 2-4 MT and 1. 40-1. 41 SG ECD. Drilled with reduced ROP due to pump problems. Meanwhile troubleshot mud pumps. Electronic pop-off tripping at low pressures.
22:45 - 00:00: Drilled and oriented 17 1/2" hole from 2062m MD to 2087m MD with 4400 LPM, 266-267 bar, 140 RPM, 15-23 KNM, 14-18 MT and 1. 41 SG ECD. Drilling ROP 25 m/hr

24-hour summary: Cleared hose on cleancut blower unit. Drilled and oriented 17 1/2" hole from 1623m MD to 2087m MD.
Hourly activities:
00:00 - 02:00: Drilled and oriented 17 1/2" hole from 2087m MD to 2127m MD with 4400 LPM, 266 bar, 140 RPM, 12-25 KNM, 10-16 MT and 1. 41 SG ECD. Drilling ROP 30 m/hr observed areas with high torque due to calcareous stringers.
02:00 - 02:45: Observed overtorqued connection. Attempted to break connection and broke off connection on top of saver sub instead. Greased lower IBOP connection, increased make up torque and made up saver sub to lower IBOP. Broke connection and made up new stand.
02:45 - 15:15: Drilled and oriented 17 1/2" hole from 2127m MD to 2325m MD with 4400 LPM, 266 bar, 120-160 RPM, 12-30 KNM, 16-20 MT and 1. 41 SG ECD. Reamed 1 single at 2207 m MD prior to connection. Reamed 1/2 single at 2249 m MD prior to connection. Reamed 1/2 single at 2290 m MD prior to connection. Drilling ROP 16 m/hr observed areas with high torque due to calcareous stringers.
15:15 - 15:30: Recorded SCR'S prior to connection.
15:30 - 17:15: Drilled and oriented 17 1/2" hole from 2325 m MD to 2369 m MD with 4400 LPM, 266 bar, 120-160 RPM, 12-30 KNM, wob 11-19 ton, 1,40 1,41 SG ECD. Average drilling ROP 25 m/hr.
17:15 - 17:45: Not able to brake out over torqued DP connection. Attempted to break connection, saver sub lower IBOP connection broke unintended. Made up saver sub lower IBOP connection, increased make up torque to 80000 ft/lbs. Broke out DP connection and made up new stand.
17:45 - 00:00: Drilled and oriented 17 1/2" hole from 2369 m MD to 2438 m MD with 4430 liter/min, 282 292 bar, 140-160 RPM, 15-24 KNM, wob 15-20 ton, 1,39 1,41 SG ECD. Average drilling ROP 11 m/hr.

24-hour summary: Drilled and oriented 17 1/2" hole from 2127 m MD to 2439 m MD.
Hourly activities:
00:00 - 21:45: Drilled and oriented 17 1/2" hole from 2438 m MD to 2602 m MD with 4430 liter/min, 280 290 bar, 90-140 RPM, 16-27 KNM, wob 15-20 ton, ROP 3-18 m/h, 1,39 1,41 SG ECD. Average drilling ROP 7,5 m/hr meanwhile picked up and racked back 13 3/8" casing in derrick.
21:45 - 00:00: Reciprocated string while circulating hole clean with 4365 l/min, 275-280 bar, 120 RPM, 5-9 KNM, ECD 1,391 SG. Racked back 1 stand after 1 x bottoms up.

24-hour summary: Drilled and orientated 17 1/2" hole from 2438 m MD to TD at 2602 m MD. Circulated hole clean.
Hourly activities:
00:00 - 05:00: Reciprocated string while circulating hole clean with 4365 l/min, 275-280 bar, 120 RPM, 5-9 KNM. Racked back 1 stand after each bottoms up. Observed fair amount of cuttings coming across shakers after 3 x bottoms up. Observed minor amount of cuttings coming across shakers after 4 x bottoms up. Circulated total 4 x bottoms up.
05:00 - 05:30: Performed downlink. Recorded up down weights 163 137 ton.
05:30 - 06:00: Flow checked well for 10 minutes, OK.
06:00 - 06:30: POOH wet with 17 1/2" BHA on 5 1/2" DP from 2490 m to 2329 m.
06:30 - 07:00: Pumped 5 m3 1,74 SG slug and chased same with 1,4 SG OBM. Not able to commence tripping due to faulty finger in finger board.
07:00 - 07:15: Repaired finger in DP finger board.
07:15 - 09:00: POOH with 17 1/2" BHA on 5 1/2" DP from 2329 m to 1326 m. Restricted tripping speed to 1 min/stand.
09:00 - 09:30: Flow checked well for 10 minutes inside 20" shoe, OK. Meanwhile performed pre-job meeting. Serviced TDS and checked dolly rollers.
09:30 - 10:15: POOH with 17 1/2" BHA on 5 1/2" DP from 1326 m to 1042 m. Restricted tripping speed to 1 min/stand. Stopped tripping due to encoderfailure on aft PRS.
10:15 - 10:45: Troubleshoot aft PRS and reset same, not able to eliminate encoder failure. Continued tripping using FWD PRS.
10:45 - 12:00: POOH with 17 1/2" BHA on 5 1/2" DP from 1042 m to 136 m.
12:00 - 12:15: Flow checked well for 10 minutes prior to pull through BOP'S, OK. Meanwhile performed pre-job meeting prior to lay down BHA.
12:15 - 15:00: Removed PS-21 and installed master bushings. POOH with 17 1/2" BHA from 136 m to 24 m and laid down same to cantilever.
15:00 - 16:00: Plugged into MWD tool and down loaded data.
16:00 - 17:30: POOH with 17 1/2" BHA from 24 m to surface and laid down same to cantilever. Cleaned and cleared drill floor.
17:30 - 22:15: Picked up and made up bull nose and seat protector RRT assembly. RIH with assembly on 5 1/2" HWDP and jet washed BOP area. Continued to RIH with assembly to NSP area and jet washed same. Engaged and retrieved seat protector. Pulled free with 12 ton overpull. New datum 138,86 meter. Jet washed NSP area. Dropped 2 7/8" drift. POOH with assembly and laid down same. Cleaned and cleared drill floor.
22:15 - 00:00: Rigged up bails and BX elevators for 13 3/8" casing.

24-hour summary: Circulated hole clean. POOH with 17 1/2" BHA. Retrieved wear bushing. Rigged up for 13 3/8" casing.
Hourly activities:
00:00 - 02:30: Installed casing fill up tool on TDS. Removed master bushings and installed FMS. Installed 13 3/8" casing tong.
02:30 - 02:45: Performed pre-job meeting prior to run 13 3/8" casing.
02:45 - 03:30: Picked up shoe track from derrick, made up to double, baker locked connection and RIH to 63 m. Experienced problems with running centralizers through slips, removed guides on slips and filled string to enable centralizers to run through.
03:30 - 05:30: RIH with 13 3/8" casing in stands from 63 to 210 m. Filled casing every 2. Th stand.
05:30 - 06:00: Experienced problems with casing tong, not able to release grip.
06:00 - 06:45: RIH with 13 3/8" casing in stands from 210 to 308 m. Filled casing every 2. Th stand.
06:45 - 07:15: Installed guides in slips. Held pre-job meeting with oncoming crew prior to run casing.
07:15 - 09:00: RIH with 13 3/8" casing in stands from 308 m to 504 m. Filled casing every 3. Th stand. Average running speed 112 m/hr 9 joint/hr.
09:00 - 09:30: Attempted to adjust casing fill up tool to enable filling while RIH, not applicable.
09:30 - 15:00: RIH with 13 3/8" casing in stands from 504 m to 1348 m. Filled casing every 3. Th stand. Average running speed 153 m/hr 13 joint/hr.
15:00 - 16:00: Engaged casing fill up tool and broke circulation. Circulated for 10 minutes with 400-1200 liter/min, 10-16 bar.
16:00 - 22:30: RIH with 13 3/8" casing in stands from 1348 m to 2155m. Filled casing every 3. Th stand. Average running speed 125 m/hr 10 joint/hr.
22:30 - 00:00: RIH with 13 3/8" casing in stands from 2155 m to 2228 m. Worked tight spots between 2155 m 2165 m, 2195 m 2200 m. Filled casing every 3. Th stand.

24-hour summary: Rigged up to run 13 3/8" casing. RIH with 13 3/8" casing in stands from surface to 2228 m.