Hourly activities:
00:00 - 01:45: RIH with 10 3/4" casing stands from 2560 m to 2770 m MD. No significant drag in open hole 5 MT). Filled every stand with OBM.
01:45 - 02:00: Held toolbox talk for rigging down equipment.
02:00 - 05:15: Removed PS-21 slips and installed masterbushing. Rigged down FAC tool. Rigged down spider elevator. Removed 15 ft bails and installed standard bails. Installed and hooked up DP elevator and link tilt. Counted 10 3/4" joints on deck, 9 ea OK.
05:15 - 05:45: Picked up 10 3/4" casing hanger with elevator and tugger. Made up 10 3/4" casing hanger. Checked casing hanger according to vetco procedure.
05:45 - 06:00: Ran 10 3/4" casing hanger below rotary and hung off on slips. Rigged down casing tong.
06:00 - 07:00: Rigged dowm and removed odfjell casing tong.
07:00 - 07:15: Held toolbox talk handover meeting.
07:15 - 07:30: Removed excess casing handling equipment from drillfloor.
07:30 - 08:30: RIH with 9 5/8" x 10 3/4" casing on 5 1/2" HWDP from 2779 m to 2911 m MD. No siginificant drag in well. Filled pipe with OBM.
08:30 - 09:15: Connected hydraulic control lines and cement hose to cement head. Picked up and made up cement head. Made up cement hose to manifold outlet. Hooked up valve control panel. Made up TDS to cement head.
09:15 - 09:45: Staged up pumps in 200 LPM increments to 1500 LPM SPP 57 bar. Washed down from 2911 m to 2915 m MD. Landed 10 3/4" hanger at 140,1 m MD and set down 5 MT. Verified measurements and set down 120 MT.
09:45 - 10:15: Circulated bottoms up at 1500 LPM SPP 57 bar. Meanwhile held toolbox talk for cement job.
10:15 - 10:45: Lined up to cement unit. Pressure tested cement line and hose against lo-torq on cement head 345 bar 10 min OK.
10:45 - 11:30: Pumped 8 m3 of base oil at 1500 LPM SPP 42 bar.
11:30 - 12:30: Pumped 19 m3 1,3 SG cement spacer at 500 LPM and chased same with 2,5 m3 OBM. Released lower dart.
12:30 - 12:45: Mixed and pumped 1,9 SG silica cement at 800 LPM cup 55 bar. After pumping approx 15 m3 got problems with bulk transfer, not able to transfer from bulk tank#10 to surge tank.
12:45 - 13:30: Troubleshot bulk transfer system. Pressured up on bulk tank#9. Meanwhile pumped cement at slow rate.
13:30 - 13:45: Transferred cement from bulk tank to surge tank. Mixed and pumped rest of cement, in total 21,2 m3 1,9 SG silica cement.
13:45 - 14:00: Displaced cement line partly with 500 l drillwater. Released upper dart and pumped another 1500 l drillwater from cement unit.
14:00 - 15:30: Lined up to use rigpumps for displacement. Zeroed stroke counter. Displaced cement at 1500 LPM SPP 25-85 bar. Reduced pumprate to 1000 LPM after pumping 5288 strokes. Bumped plug after 5428 strokes with 147 bar 70 bar). Pump efficiency 96,7
15:30 - 16:15: Closed IBOP and lined over to cement unit. Equalised across lo-torq with 160 bar. Pressured up to test casing 345 bar 10 min. Observed pressure increasing 3 bar over 10 min due to thermal expansion of mud.
16:15 - 18:00: Bled back to cement unit to check for backflow. Bled back 2,2 m3 OBM. Observed pressure increase of 0,5 bar min when shutting in. Bled back and measured return rate to 1,5 l/min. Suspected small leak across float valves.
18:00 - 20:30: Pressured up to 50 bar in order to equalise u-tube pressure from cement coulmn and stop back flow. Closed lo-torqe valve on cement head and disconnected cement hose. Flushed surfaced lines. Connected cement hose to cement head.
20:30 - 21:00: Equlalised across lo-torque valve on cement head with 60 bar. Opened lo-torq and read 71 bar in well. Bled back 650 liter, no continued backflow observed.
21:00 - 22:00: Disconnected cement hose and hydraulic control lines. Released padprt from 10 3/4" casing hanger with 8 clockwise turns. Pulled back to 137 m MD, broke and laid down cement head. Dropped 2 ea sponge balls, wiped and cleaned string pumping at 3300 LPM SPP 33 bar for 10 min.
22:00 - 23:15: Laid out 2 ea 5 1/2" HWDP singles. POOH with padprt on 5 1/2" HWDP to surface. Broke and laid out padprt.
23:15 - 00:00: Made up setting tool 10 3/4" lock down sub. RIH with lock down sub on 5 1/2" DP from surface to 87 m MD.

24-hour summary: None