bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 03:30: Cont RIH with test tubing from 3097 to 4231 m
03:30 - 04:30: M/u x-over on test tubing, press test test tubing to 350 bar/10 min
04:30 - 06:00: M/u back-up fluted hanger and RIH with test string on 5" DP.
06:00 - 07:30: Cont RIH with test tubing and back-up fluted hanger, landed hanger in wellhead
07:30 - 08:00: R/u atlas wireline equip for running GR/CCL logs
08:00 - 09:30: Rig with GR/CCL logs to 2000 m, POOH to change tool od from 2 1/8" to 1 11/16"
09:30 - 13:00: RIH with GR/CCL logs for tubing correlation, correlated against radioactive marker in liner, POOH with logging tools. R/d AWS wireline equipment
13:00 - 14:00: Closed MPR 0n sstt slick joint to check spaceout, POOH with back-up fluted hanger. L/d DP landing string.
14:00 - 14:30: P/u sstt/lub valve control panel/hose reel. P/u glycol injection unit.
14:30 - 18:00: Spaced out string with pup joints m/u sstt to test string. H/u control hoses and function tested sstt. RIH with sstt on landing string, m/u lubricator valve to test string, h/u control lines and function tested.
18:00 - 19:00: Press tested down test tubing against LPR-N valve to 350 bar NEG.
19:00 - 21:30: Press tested surface equipment 350 bar.
21:30 - 00:00: Pulled lubricator valve above rotary. Press tested test string 350 bar press dropped 5 bar in 17 min. Bleed off pressure to 250 bar, press dropped 20 bar in 1 HR.

24-hour summary: RIH with back-up hanger and land in WH run GR/CCL logs for correlation teststring depth ran sstt, landing string and lubricator valve press tested string 350 bar NEG tested surface lines 350 bar pulled lub valve above rotary and press tested tubing 350 bar NEG l/d lub valve, landing string press tested tubing 350 bar NEG l/d sstt and press tested tubing 350 bar
Hourly activities:
00:00 - 03:00: L/d flowhead with coflexip hose on deck. Changed out bails. L/d lubricator valve and POOH with 3 stands tubing
03:00 - 05:00: Pulled sstt above rotary and press tested string against LPR valve to 350 bar, press dropped 8 bar in 17 min
05:00 - 06:00: L/d sstt and pup joints. Press tested tubing 350 bar
06:00 - 07:00: Press tested tubing against LPR-N valve to 350 bar/15 min
07:00 - 10:30: Service broke sstt and l/d same. P/u back-up sstt and m/u to test string. H/u control lines and function tested sstt. Press tested string against LPR-N to 350 bar/20 min.
10:30 - 12:00: RIH with landing string to 4260 m, lost press on sstt control line. POOH and found leak on sstt, l/d same.
12:00 - 00:00: Hrs worked on repairing leaking sstt s received new sstt with helicopter, press tested same on deck prior to p/u on drill floor

24-hour summary: Press tested tubing 350 bar m/u back-up sstt and m/u to tubing press tested sstt/tubing 350 bar RIH with landingstring, observed leak on sstt control line POOH and found sstt leaking worked on leaking sst trees. Waited on helicopter with new sstt press tested new sstt, m/u pup jnts/x-overs m/u sstt to string, h/u control lines and function tested
Hourly activities:
00:00 - 05:00: Press tested new sstt body and below ball/flapper 350 bar/10 min had problems with leaking hoses and needle valves.
05:00 - 06:00: R/u new sstt and control manifold. M/u connections and pup jnts/x-over on sstt, h/u control lines and function tested tree.
06:00 - 07:30: Cont function tested new sstt. Replaced sstt control manifold due to problems with hydraulic pumps.
07:30 - 09:00: Press tested sstt/tubing NEG, vol increased at trip tank. Pulled sstt above rotary to check for leaks, press tested sstt/tubing NEG, no leak observed at surface, observed volume increased in trip tank l/d sstt on deck
09:00 - 10:00: Press tested tubing NEG, observed vol increase on trip tank
10:00 - 11:30: L/d lubricator valve/sstt fluted hanger. R/d sstt hose reel and pumping manifold
11:30 - 21:00: POOH with 4 1/2" test string due to leak, racked back in derrick
21:00 - 00:00: POOH with BHA, found leak in hrs RD safety circ valve.

24-hour summary: Replaced leaking sstt manifold press test tubing/sstt NEG, pulled sstt above rotary to check for leak. Press tested, no leak observed. L/d sstt press tested tubing NEG r/d hrs equip from rig floor POOH with test string, found leak in hrs RD safety circ valve b/d x-overs/pup jnt on sstt and lub valve
Hourly activities:
00:00 - 05:00: Cont POOH with BHA and perforation guns
05:00 - 06:00: Broke off x-overs and pup joints from hrs sstt and lubricator valve
06:00 - 07:30: Cont service break lubricator valve and sstt with fluted hanger
07:30 - 11:00: Prepared bsc perforation guns to be run in hole
11:00 - 14:30: RIH with perf guns and LPR-N assy
14:30 - 18:00: Press tested BHA below LPR-N valve against blind plug to 200 bar NEG found leak on x-over above blanking plug, repaired same. Press tested against blind plug 200 bar/15 min
18:00 - 21:30: RIH with BHA, filled BHA above LPR-N valve with 250 ltr visc pill
21:30 - 22:00: Press tested BHA against LPR-N valve 350 bar
22:00 - 00:00: RIH with 4 1/2" test tubing to 1044 m

24-hour summary: Service break hrs lub valve and sstt waited on bsc perforation guns RIH with TCP and BHA to LPR-N valve press tested BHA against blind plug NEG, rep leaking x-over and press tested plug 200 bar RIH with BHA press tested BHA 350 bar RIH with 4 1/2" test tubing to 2972 m
Hourly activities:
00:00 - 06:00: Cont RIH with test tubing from 1044 to 2972 m filled string with 1,15 SG brine
06:00 - 07:00: Press tested tubing 350 bar/15 min
07:00 - 08:30: RIH with 1 STD 4 1/2" ph-4 tubing. P/u flowhead and m/u one single tubing below, l/d same
08:30 - 12:30: Cont RIH with 4 1/2" ph-4 test tubing to 3199 m RTTS packer depth. Took 20 MT weight, worked string free. RIH, took 10 MT weight at 3208 and 3216 m. Worked string out, not able to pass 3205 m, attempted to pull string free with MAX 40 MT o/p, worked string down and came free with 25 MT d/w. Resiprocated string between 3205 and 3227 m.
12:30 - 16:00: Cont RIH with tubing to 4230 m
16:00 - 17:00: Press tested tubing to 350 bar/15 min
17:00 - 18:00: Spaced out string, p/u ez-tree with fluted hanger and m/u to tubing
18:00 - 20:00: R/u ez-tree control manifolds and hose reel. Function tested ez-tree. Press tested tubing/ez-tree 350 bar, bleed off press to 250 bar and tested ez-tree from below.
20:00 - 23:00: RIH with tubing landing string, p/u lubricator valve and m/u to string changed to long bails and r/u atlas sheeve in TDS. M/u one single tubing and landed tubing string in wellhead.
23:00 - 00:00: R/u atlas wireline GR/CCL logging tools and RIH for tubing correlation

24-hour summary: Press tested tubing 350 bar m/u one single tubing on flowhead RIH with tubing. Hung up at 3199 m packer depth. Worked pipe down, MAX o/p 40mt, came free down with 25 MT downweight RIH with tubing to 4230 m press tested tubing 350 bar, p/u ez tree and press tested same RIH with tubing landing string r/u atlas and performed correlation log, POOH and r/d logging equip. Press tested lubricator valve m/u flowhead to string and r/u surface equip
Hourly activities:
00:00 - 02:00: Cont correlation tubing with GR/CCL log. POOH and r/d atlas wireline equipment
02:00 - 03:30: Press tested tubing/lub valve to 350 bar, bleed off press to 250 bar, closed lubricator valve and tested from below. Press tested lubricator valve from above to 350 bar
03:30 - 06:00: POOH and l/d one single tubing. P/u flowhead and m/u to tubing. R/u coflexip hoses and control equipment
06:00 - 07:00: M/u flowhead kill and production coflexip hoses. R/u surface control equipment
07:00 - 11:00: Press tested kill line against flowhead kill valve 350 bar. Press test flowhead against closed lubricator valve 350 bar, closed and press tested master valve with 350 bar below and 35 bar above. Flushed lines to burners and press tested 350 bar against choke manifold. Press test kill valve from well side to 350 bar.
11:00 - 16:00: Attempted to set RTTS packer several times, no weight indication of packer setting
16:00 - 17:00: Press up annulus to 110 bar, LPR-N opened at 50 bar. Had full communication between annulus and tubing.
17:00 - 18:00: Pulled out 8 m and attempted to set RTTS packer NEG.
18:00 - 21:00: R/d coflexip hoses and l/d flowhead. Changed bails and l/d lubricator valve
21:00 - 23:00: POOH with landing string. L/d ez-tree and pup joints. R/d ez-tree control equip and cleaned rig floor
23:00 - 00:00: POOH with 4 1/2" test tubing due to problems setting RTTS packer. Pulled slow due to problems with string hanging up from 4230 m. Worked pipe free.

24-hour summary: M/u flowhead with coflexip hoses press tested surface equip 350 bar attemp to set RTTS packer several times NEG opened LPR-N with 50 bar, full comm betw annulus and tubing pulled out and attempted to set packer NEG l/d flowhead, lub valve, landing string and ez-tree POOH with test string, had problems with string hanging up between 4230 and 3900 m, cont POOH to 3100 m
Hourly activities:
00:00 - 06:00: Cont POOH with test tubing, had problems with string hanging up from 4170 to 3900 m, worked pipe up and down several times to free pipe. MAX overpull 25 MT, no indication of string taking downweight.
06:00 - 12:00: Cont POOH with 4 1/2" test tubing from 3100 to 448 m.
12:00 - 19:30: POOH with BHA, l/d hrs tools and TCP guns. Found 6 ea slips, 3 ea locking segments and 3 ea bolts missing from hrs RTTS retriveable packer. Ful-flo bypass valve was belled out and cracked.
19:30 - 23:00: Waited on atlas wireline to arrive onboard with helicopter. While waiting serviced TDS and cleaned rig floor.
23:00 - 00:00: R/u atlas wireline equipment, prepared tools for running magnet.

24-hour summary: POOH with test tubing and BHA found slips, locking segments, bolts and rubber element missing from packer. RIH with 6,75" electro-magnet on atlas wireline to 3191 m, POOH, recovered 1 ea slips, 1 ea locking segment and 1 ea cup iron junk. RIH with with 6,75" electro-magnet on atlas wireline to 3191 m POOH to 300 m
Hourly activities:
00:00 - 03:30: RIH with 6,75" electro-magnet fishing tool on atlas wireline run 1 to top liner PBR at 3191 m, slacked off 3 m cable. Activated magnet 30 m above liner PBR POOH with magnet, recovered 1 ea segment, 1 ea slips from RTTS packer, and 1 ea cup iron junk.
03:30 - 06:00: RIH with 6,75" electro-magnet fishing tool with atlas wireline run 2 to 3191, slacked off 3m cable and POOH to 300 m.
06:00 - 06:30: Cont POOH with 6,75" electro-magnet fishing tool on atlas wireline run 2, recovered 1 ea bolt and half cup iron junk.
06:30 - 10:00: RIH with electro-magnet on atlas wireline run 3 to 2191 m, POOH recovered 1/2 cup iron junk. R/d atlas wireline equip
10:00 - 12:00: Prepared to run mill for liner PBR assy, p/u BHA assy.
12:00 - 20:00: RIH with 4 1/2" tubing and 5" drillpipe to 3160 m
20:00 - 21:30: Washed down from 3160 to top liner tie-back packer PBR at 3191, cleaned top PBR, entered PBR 1 m and pulled out above PBR, repeated operation in 1 m steps down to 3197 m, took weight and polished top PBR. Rotated pipe 30 RPM and pumped with 1600 l/min during whole operation.
21:30 - 00:00: POOH with tubing/dp to 1377 m

24-hour summary: POOH with electo-magnet on atlas run 2, recovered 1 bolt and half cup iron junk RIH with magnet, run 3 to 3191, POOH, rewcovered 1/2 cup iron junk RIH with liner PBR mill on tubing/dp clean liner hanger and PBR, POOH p/u and broke off tubing length on hrs flowhead, l/d same RIH with 6" mill to clean liner
Hourly activities:
00:00 - 04:00: Cont POOH with PBR mill from 1377 m
04:00 - 05:00: P/u and break off one single tubing below hrs flowhead, l/d same
05:00 - 06:00: M/u BHA with 6" mill and RIH to 154 m
06:00 - 11:30: Cont RIH with 6" mill from 154 to 2200 m
11:30 - 12:30: Cut and slipped drill line
12:30 - 16:30: Cont RIH from 2200 to 4500 m washed liner PBR/HANGER area from 3188 to 3205 m
16:30 - 00:00: POOH with 6" mill

24-hour summary: RIH with 6" mill to 4500 m, cleaned liner hanger, POOH RIH with BOP test tool NEG. POOH and changed seal on test tool, RIH with jet sub and test tool, washed WH and landed in WH. Press tested BOP leaking. Pulled test plug above BOP, gained 1 m3. Flowtested well OK. Press tested BOP
Hourly activities:
00:00 - 03:00: M/u BOP test tool and RIH. Press tested BOP NEG. POOH with test tool changed seal on test tool, m/u jet tool and RIH with jet tool sub and BOP test tool. Washed wellhead and landed test tool in wellhead.
03:00 - 05:30: Press tested BOP against test plug 345 bar, dropped 5 bar/5 min, brine leaking out of DP. Bleed off press and pulled test tool above BOP, gained 1 m3 brine on trip tank. Flowchecked well stable.
05:30 - 06:00: Landed test tool in wellhead and press tested BOP MPR 345 bar
06:00 - 08:00: Continued pressure testing BOP.
08:00 - 11:30: Kill hose bursted. Continued BOP-TESTING down choke line. Tested acoustic system and function tested BOP on blue pod.
11:30 - 15:30: Installed new kill hose. Pressure tested same to 345 bar/15 mins.
15:30 - 16:00: Closed uap. Lifted test tool from wellhead and observed for any pressure build-up, negative.
16:00 - 16:30: Opened uap. Observed well flowing, gained 1,1 m3. Circulated bottoms up, MAX gas 0,49 POOH with spring loaded tool.
16:30 - 18:00: RIH to retrieve wear bushing. Engaged wear bushing. POOH, left wear bushing in wellhead. Repeated attempt to retrieve wear bushing, negative.
18:00 - 19:30: Made up jet tool. RIH and washed wellhead. POOH. RIH with spring loaded tool and retrieved wear bushing. POOH.
19:30 - 21:00: Flushed surface lines. Attempted testing shear ram against casing/seal assembly, negative. Tested surface lines against fail safe to 345 bar OK. Operated shear ram, changed to yellow pod and attempted testing shear ram, negative. Shear ram leaking. Pumped volume in return to trip tank.
21:00 - 23:00: RIH with jet tool. Washed shear ram area. Closed UPR and pressure tested casing/seal assembly against UPR to 345 bar/30 mins, OK.
23:00 - 00:00: POOH. Closed shear ram. Attempted pressure testing shear ram, NEG.

24-hour summary: Cont. Testing BOP. Coflexip kill hose bursted, changed out same. Got influx when testing BOP with spring loaded tool. Retrieved wear bushing on 3. RD attempt. Attempted pressure testing shear ram, negative. Pressure tested casing/seal assembly to 345 bar against UPR. Prepared for pulling BOP.
Hourly activities:
00:00 - 00:30: Displaced riser to sea water. Observed well, well static.
00:30 - 06:00: Prepared to pull BOP.
06:00 - 09:00: P/u landing joint and continued preparations to pull BOP. Disconnected at 08 45 hrs. De-ballasted rig 3m.
09:00 - 10:00: Moved rig 25m starboard
10:00 - 14:30: Disconnected kill- and choke hoses and rucker lines. Pulled BOP to 33m.
14:30 - 00:00: Waited on weather to pull BOP through splash zone.

24-hour summary: Pulled BOP to 33m. Wow pulled BOP through splash zone.
Hourly activities:
00:00 - 02:30: Cont. W. O. W.
02:30 - 03:00: Pulled BOP to 29m, l/d riser pup joint.
03:00 - 05:00: Cont. W. O. W.
05:00 - 05:30: Cont. W. O. W.
05:30 - 06:00: Pulled BOP through splash zone. Prepared to land BOP on carrier.
06:00 - 07:30: Landed and secured BOP on carrier.
07:30 - 19:30: Opened shear ram doors on BOP and inspected seals. Found damages on t-seal and on 1 ram-top seal, changed out same and closed doors.
19:30 - 21:30: Pressure tested MPR, inner kill valve and UPR to 20/345 bar, 5/10 mins attempted pressure testing shear ram, negative. Major leak across the rams.
21:30 - 00:00: Drained BOP. Investigated leak.

24-hour summary: Placed BOP on carrier changed out 2 damaged seals on shear ram. Shear ram still leaking. Started changing out 3. RD seal.
Hourly activities:
00:00 - 06:00: Cont. Investigating leak. Opened ram doors to check seals. Checked ram operation. Found o-rings extruded out of upper seal seat. Prepared to remove upper seal seat to change out o-rings.
06:00 - 15:30: Removed shear ram upper seal seat. Changed out o-rings and back-up ring, re-installed seal seat. Closed ram doors.
15:30 - 19:00: Prepared to test stack. Attempted pressure testing shear ram twice, negative. Pressure tested shear ram OK on third attempt to 20/345 bar, 5/10 mins.
19:00 - 21:30: Filled stack. Installed test tool. Attempted pressure testing lap to 20/345 bar, negative, leaked 1 bar/min on HP-TEST. Functioned lap twice. SPM-VALVE failed.
21:30 - 22:30: Changed out 2 ea SPM valves for lap, on yellow pod.
22:30 - 00:00: Operated lap several times. Attempted pressure testing, negative.

24-hour summary: Changed out damaged seals on shear ram upper seal seat. Pressure tested BOP. Changed out 2 SPM valves. Removed loose rubber lip from lap-element.
Hourly activities:
00:00 - 03:00: Attempted pulling test tool to inspect lap, negative. Tool hanging up. Drained stack. Found test tool hanging up in rubber lip from lap element. Cut loose and removed rubber lip.
03:00 - 06:00: Pressure tested lap to 20/345 bar, 5/10 mins. Attempted pressure testing uap, negative on low pressure. Operated uap 3 times. Pressure tested uap to 20/240 bar, 5/10 mins. Pressure tested remaining fail safe valves and shear ram to 20/345 bar, 5/10 mins.
06:00 - 09:00: Changed out leaking SPM-VALVE, uap closing function on yellow pod. Prepared BOP for running. Moved BOP carrier in place.
09:00 - 16:00: M/u 2 ea 50 ft riser joints to BOP. Installed guide lines. Burnt off sea fastening. Ran BOP. Pressure tested k/c-lines to 345 bar while running BOP. Installed k/c-hoses, riser tensioners and pod hose sadles. De-ballasted rig 3m.
16:00 - 17:00: Moved rig back over well and re-ballasted rig.
17:00 - 19:30: Positioned rig. Landed BOP, pull tested with 25 tons overpull. Stroked out slip joint. L/d handling joint. Installed diverter. Closed shear ram with acoustic. Pressure tested wellhead connector down k/c-lines against shear ram to 20/345 bar, 5/10 mins. Function tested BOP on yellow pod.
19:30 - 20:30: R/d riser handling equipment. R/u pipe handling equipment.
20:30 - 00:00: Spaced out and made up spring loaded tool and RIH to retrieve seal assembly. Landed off in wellhead. Closed lap and established circulation down kill, up choke line. Pulled back to retrieve seal assembly, no pressure build-up. POOH, misrun.

24-hour summary: Changed 1 leaking SPM-VALVE. Prepared BOP for re-run. Ran BOP. Landed same and tested as per procedures. 1 misrun to pull seal assembly. Pulled seal assembly, got gas and 11 bar pressure. Circulated out. Pulling out seal assembly.
Hourly activities:
00:00 - 01:30: Checked spring loaded tool. Re-run to pull seal assembly. Landed off, closed lap. Pulled back 3m. Observed pressure build-up to 11 bar/30 mins. Observed gas in riser. Increased closing pressure on lap.
01:30 - 02:00: Circulated through BOP at 350 LPM holding 10 bar back pressure.
02:00 - 03:00: Bled off pressure. Closed in to observe build-up 7 bar/30 mins. Bled off from 7 bar. Pressure built up to 5 bar/20 mins.
03:00 - 04:00: Circulated through BOP at 350 LPM. Bled off pressure. Observed pressure build-up 1,5 bar. Bled off pressure.
04:00 - 06:00: Released trapped gas from BOP and drill string. Opened lap. Flow checked 15 mins, NEG. POOH with seal assembly to 30m.
06:00 - 06:30: Continued POOH and l/d seal assembly.
06:30 - 08:00: RIH with cement clean-out tool. Washed wellhead. POOH.
08:00 - 10:00: RIH with metal-to-metal seal assembly. Installed and pressure tested same to 345 bar/10 mins.
10:00 - 10:30: Installed wear bushing
10:30 - 00:00: Cleaned rig floor and prepared for running DST-STRING. RIH with DST-BHA. Pressure tested RTTS-PACKER, LPR-N, bundle carrier and full-flo bypass valve to 200 bar/10 mins. Service broke and checked each connection on 4 3/4" DC.

24-hour summary: Set/tested metal-to-metal seal assembly ran wear bushing ran DST-STRING. Leak in drill collar.
Hourly activities:
00:00 - 01:30: Cont. RIH with DST-STRING. Continued running/service broke 4 3/4" drill collars. M/u 2 ea tubing joints.
01:30 - 02:30: Pressure tested surface lines to 20/345 bar. Attempted pressure testing DST-STRING against LPR-N. 20 bar OK. 345 bar, negative, pressure dropped 0,5 bar/sec.
02:30 - 06:00: L/d 2 ea tubing joints. Attempted pressure testing DST-STRING, NEG. Pulled back 4 ea slip joints. Att. Pressure testing DST-STRING, NEG. L/d slip joints. Pulled and racked back 2 stands drill collars. Pressure tested OK. Ran back in with 1 stand drill collar, pressure tested OK. Ran back in with last stand drill collar, tested OK 345bar
06:00 - 08:00: P/u slip joints and 1 single ph-6 tubing. Pressure tested DST string against LPR-N valve to 345 bar/10 mins.
08:00 - 12:30: Cont. RIH with DST string to 1684m. Filled string each 5 joints.
12:30 - 13:00: Pressure tested DST string against LPR-N valve to 345 bar/10 mins.
13:00 - 16:30: Cont. RIH to 2680m.
16:30 - 18:00: While reciprocating string, worked 2 left hand turns into string. Cont. RIH to 2987m.
18:00 - 19:00: Pressure tested DST-STRING against LPR-N valve to 345 bar/10 mins.
19:00 - 00:00: Reciprocated string and worked 2 turns left hand torque into string. Cont. RIH.

24-hour summary: Found washout in slip joint. Repaired. RIH with DST string. M/u sstt, tested same OK.
Hourly activities:
00:00 - 03:00: Cont. RIH to 4237m.
03:00 - 03:30: Pressure tested DST string against LPR-N valve to 345 bar/10 mins.
03:30 - 05:00: P/u subsea test tree/fluted hanger and m/u to DST string. Checked latch function. Checked glycol injection system. Verified valve operation.
05:00 - 06:00: Pressure tested DST string against LPR-N valve to 345 bar/10 mins. Verified glycol injection against 300 bar inside string. Verified check valve holding. Closed sstt and tested same from below to 225 bar differential pressure/10 mins.
06:00 - 08:30: P/u landing string. Installed lubricator valve and function tested same. Changed to 40 ft bails. P/u 1 pup joint and 1 single. Landed string in wellhead. Cleaned rig floor.
08:30 - 11:00: R/u AWS. RIH with GR/CCL to correlate depth. POOH. R/d AWS.
11:00 - 12:30: L/d 1 single. Pressure tested DST string against LPR-N valve to 345 bar/10 mins. Pressure tested lubricator valve from below to 250 bar.
12:30 - 15:00: P/u flowhead. Connected kill/production hoses and control hoses.
15:00 - 16:00: Landed DST string in wellhead. Attempted pressure testing, negative. Observed leak in cement unit.
16:00 - 19:00: Changed all 3 discharge valves on 2 3/4" cement pump. Found 2 damaged.
19:00 - 21:30: Pressure tested lines/hose from cement unit against kill valve to 345 bar/10 mins. Pressure tested swab valve from below to 345 bar/10 mins tested master valve from below to 345 bar/10 mins. Flushed through lines to burners. Tested upstream valves on choke manifold to 345 bar/ 10 mins. Tested kill valve from below to 345 bar/10 mins.
21:30 - 23:00: Attempted to pick up DST string to space out for packer setting, NEG. String hung up after pulling 3m m above upweight). MAX overpull 15 tons. Removed master bushing and worked string free.
23:00 - 00:00: Spaced out by pulling 3,6 m. Set RTTS by rotating at MAX. 9000 ftlbs and set down weight. Re-landed fluted hanger. Set down 35 tons on fluted hanger. Closed MPR.

24-hour summary: Landed DST string. Correlation run with GR/CCL. Tested lubr. Valve. M/u flow head. Landed DST string in wellhead. Leak in cement unit. Repaired same. Tested surface systems. Pumped diesel. Perforated well.
Hourly activities:
00:00 - 00:30: Pressure tested RTTS from above to 110 bar differential from above for 15 mins.
00:30 - 01:30: Cycled omni from pos. 3 1/2 to circulation pos. 11 1/2.
01:30 - 03:00: Lined up NBS for direct suction of diesel. Circulated 24,4 m3 diesel down DST string at 500 LPM. Displaced diesel with 0,5 m3 MEG.
03:00 - 04:00: Cycled omni valve to well test position 2.
04:00 - 05:30: Held pre-operation meetings with involved personell. Inspected rig floor and well test areas. Checked all lines and valves. Tested ESD-SYSTEMS.
05:30 - 06:00: Opened kill valve. Pressured up DST string to 330 bar against closed choke to fire guns. Closed kill valve. Bled down string pressure. Perforated well from 4338,0m to 4316,0m MD at 05 57 hrs. Started flow to tank.
06:00 - 00:00: Flowed well for clean-up. Shut-in well for build-up by closing LPR-N valve at 23 57 hrs. Closed choke at 23 59 hrs.

24-hour summary: Flowed well, clean-up flow. Shut-in for build-up.