Hourly activities:
00:00 - 01:30: Reconfigured rig up and installed a 5 ton chain hoist for better control over weight taken. Simultaneously loosened alt-2 release bolts. Attempted to lift tubing bonnet and spacer spool, 4 ton overpull, little movement observed, but still not free.
01:30 - 01:45: Removed chain hoist and re-attached double slings to ensure straight-up lift. Pulled up, backed out release bolts and pulled tubing bonnet free. Covered tubing hanger with bucket.
01:45 - 02:15: Lifted flow head assembly to drill floor, landed same on HTS. L/o assembly on deck. Meanwhile cleaned and greased wellhead.
02:15 - 02:30: Performed TBT for running riser
02:30 - 02:45: Lifted riser to HTS. Installed shackles and slings for handling riser through rotary
02:45 - 03:00: Stop in operation due to call from production dept regarding possible leak on well f-14. Waited until production dept verified no leak.
03:00 - 03:30: Lifted riser using TDS, tugger and crane. Tailed riser in to well center and disconnected crane and tugger.
03:30 - 04:00: Ran riser through rotary and landed off in WH. Took 8 ton overpull to confirm latch.
04:00 - 05:30: Build scaffholding in moonpool to remove handling slings from surface riser.
05:30 - 05:45: Disconnected and removed slings/shackles from riser and pulled same to rig floor. Removed slings from TDS chains.
05:45 - 07:00: R/d scaffholding in moonpool. Meanwhile prepared for lifting diverter.
07:00 - 07:30: Performed TBT prior to attaching tension system to surface riser.
07:30 - 11:15: Installed tension system to riser in moonpool to allign riser with diverter. Meanwhile made canteliver ready for schlumberger and planned for schlumberger hang off point.
11:15 - 11:30: Performed TBT for installing diverter onto surface riser.
11:30 - 12:45: Ran diverter and landed off on surface riser. Installed overshot hose.
12:45 - 13:00: Performed TBT for installing banana sheaves in derrick
13:00 - 14:30: R/u sheave and slings in derrick for ESP cables.
14:30 - 15:15: Moved schlumberger equipment to drill floor.
15:15 - 16:30: P/u diverter test tool and removed diverter bags.
16:30 - 17:00: Cleaned and tidied drill floor.
17:00 - 17:15: Performed TBT prior to p/u tubing hanger running tool.
17:15 - 18:00: P/u th RT. P/u and m/u 5 1/2" DP pup joint to same.
18:00 - 20:00: Problems with smart zone on drillfloor equipment. Stop in operation. Electrical technician investigated problems. Meanwhile performed TBT for running th RT with new crew.
20:00 - 20:30: P/u and m/u 1ea 5 1/2" DP stand. RIH and landed out at 20. 2 m.
20:30 - 21:00: Attempted to engage threads. Turned string 1/4 turn, string dropped 20 cm. Unable to turn string in any direction. Took 2 ton overpull.
21:00 - 21:15: Moved weatherford casing handling equipment to drill floor. Meanwhile studied drawings and discovered that bullnose had landed outside of tubing hanger.
21:15 - 22:00: P/u, 3. 5 ton hookload, and made th RT free using link tilt on TDS. Pulled RT to surface for inspection. Observed some damage in rubber on bullnose. Tool OK to be re-run.
22:00 - 22:15: RIH and landed out at 20. 8 m. Engaged threads and m/u RT to th neck by rotating landing string 9 1/2 turns left with chain tongs, depth after m/u 20. 9 m.
22:15 - 22:45: P/u and pulled hanger free, 18. 3t hookload. Pulled hanger up below rotary.
22:45 - 23:00: Removed master bushings and pulled th through rotary. Checked 1st tubing joint for radioactivity, not radioactive.
23:00 - 23:15: Performed TBT for l/d tubing hanger and r/u casing equipment
23:15 - 00:00: R/u casing handling equipment.

24-hour summary: Removed spacer spool and tubing bonnet. Installed riser and diverter. RIH with tubing hanger RT and m/u same to tubing hanger neck. Released tubing hanger and pulled same above rotary.