Hourly activities:
00:00 - 01:00: Continued to remove power rollers and HTS. Changed handling equipment. Removed control line sheaves to allow PRS to take 5 1/2" DP stand from fingerboard.
01:00 - 03:15: Made up 7" swedge to DP landing stand in foxhole. M/u landing stand with swedge to tubing string. Connected TDS. Rigged up control line sheaves. Removed autoslips and installed master bushing. Installed control line clamp.
03:15 - 04:00: RIH on 5 1/2" DP landing string and entered PBR with muleshoe. Sheared out but took 5 t weight. Pulled up and RIH to enter PBR second time. Took 7 t weight. Pulled up and experienced 6 t overpull.
04:00 - 04:15: Evaluated situation.
04:15 - 04:45: Started circulation with 150 LPM/5 bar. Pulled muleshoe free with 17 t overpull. Dropped down to neutral weight. Increased flow to 200 LPM/5 bar. Pulled up 6 m. RIH and enterede PBR again without restriction seen. BTM seen at 3175 m. Measured pipe and calculated spaceout. Pulled out of PBR without restictions. Stopped pump.
04:45 - 05:00: Pulled DP stand and removed swedge.
05:00 - 05:30: Backed out TDS and stand from 7" tubing string.
05:30 - 05:45: Changed handling equipment.
05:45 - 06:00: P/u 7" pup joint e
06:00 - 06:45: P/u 7" pup joint c. Changed tong jaws and remade connection.
06:45 - 07:00: Pulled back and installed control line clamp.
07:00 - 07:30: P/u and m/u tubing hanger and fitted clamps to pup joints.
07:30 - 12:30: Stripped back control lines and tested all lines and connections to 35/450 bar for 5/10 min.
12:30 - 13:00: P/u and m/u THRT
13:00 - 14:45: Connected lines and tested DHSV to 520 bar for 10 min. Connected THRT lock/unlock lines.
14:45 - 15:15: Picked up llanding pup joint and joint. Landed out th.
15:15 - 16:00: Verified correct land out and function tested lock down ring.
16:00 - 16:15: Took 15 t overpull test.
16:15 - 16:45: Pressure tested hanger seals on multi bowl to 35/345 bar for 5/10 min.
16:45 - 17:00: Dropped ball and m/u circulation swedge and rig hoses.
17:00 - 17:30: Circulated down ball with 150 LPM to seat in EVO plug.
17:30 - 18:00: Pressured up tubing to 70 bar for 5 min. Function tested DHSV and confirmed valve closed and non leaking. Opened DHSV.
18:00 - 19:00: Pressured up tubing to 345 bar for 30 min for setting production packer and testing tubing.
19:00 - 20:15: Bled back pressure from 345 bar to 280 bar by bleeding off 70 ltr. Closed DHSV and bled off pressure above to 210 bar by bleeding off 35 ltr. Performed 70 bars diff pressure inflow test on DHSV for 30 min. Bled off to 10 bar above DHSV by bleeding off 105 ltr. Performed 270 bar diff pressure inflow test of DHSV for 10 min. Equalized and opened DHSV. Bled off pressure to zero bar.
20:15 - 20:45: Lined up to test down a-ann and performed line test to 35/345 bar for 5/10 min.
20:45 - 22:00: Leak tested production packer from above by applying 35/345 bar for 5/30 min down a-ann. Volumes pumped 300 1030 ltr. Bled off pressure to zero by bleeding off 1130 ltr.
22:00 - 22:30: Rigged down pressure testing hose. B/o 7" swedge and l/d same.
22:30 - 23:45: Prepared for r/u wireline equipment. Simultaneously bled off control line pressure on DHSV.
23:45 - 00:00: Held tool box talk for picking up WL tools.

24-hour summary: RIH with 7" tubing on DP landing string and performed dummy run for spaceout. POOH with landing string and spaced out. P/u and m/u th. Stripped and tested control lines. P/u THRT and landing joint and pup. Landed th. Dropped ball and sat production packer and tested tubing. Inflow tested DHSV. Tested production packer from above. Started to r/u for WL.