Hourly activities:
00:00 - 01:30: Continued RIH 7" liner in stands from 130m to 355m. Filled every 2'ed stds. Trip time 150 m/hour 5 jnt/hour)
01:30 - 02:15: Installed pup jts pip tag from 355m to 364m
02:15 - 04:30: Continued RIH 7" liner in stands from 364m to 863m. Filled every 2'ed stds. Trip time 222 m/hour 5 jnt/hour)
04:30 - 05:00: Held tool box talk and re-arranged 7" liner stds FWD in set back area. To be able to reach with aft PRS.
05:00 - 05:30: Continued RIH 7" liner in stands from 863m to 969m. Filled every 2'ed stds. Trip time 212 m/hour. 5 jnt/hour)
05:30 - 06:00: Held tool box talk and picked up 7" liner hanger.
06:00 - 07:00: Made up liner hanger assy to 7" liner.
07:00 - 07:15: Held toolbox handover meeting.
07:15 - 07:30: Installed masterbushing and bowls. Installed ra marker in pup joint below hanger. Ran liner hanger assy through rotary. Checked shear pins on hanger.
07:30 - 07:45: Filled PBR with drillwater.
07:45 - 08:30: Rigged down odfjell tong and FMS. Changed eleavator inserts from 5" to 5 1/2".
08:30 - 08:45: Made up TDS and filled string with OBM from active.
08:45 - 09:15: Held toolbox talk. Removed masterbshing and intalled automatic slips in rotary.
09:15 - 10:15: Ran 7" liner liner hanger on 5 1/2" DP from 988 m to 1082 m MD. Picked up singles from cantilever ea).
10:15 - 15:15: Ran 7" liner liner hanger on 5 1/2" DP from 1082 m to 2899 m MD.
15:15 - 16:00: Broke circulation at 9 5/8" casing shoe. Circulated 1 x liner volume 20 m3) at 1150 LPM 55 bar SPP. Took up/down weights 162/126 MT.
16:00 - 18:30: Ran 7" liner liner hanger on 5 1/2 DP from 2899 m to 3746 m MD.
18:30 - 19:30: Made up TDS and washed down 7" liner from 3746 m to 3787 m MD at 500 LPM 42 bar SPP. Meanwhile made up and tested cement hose to cement head laying on the HTS.
19:30 - 20:00: Made up cement head with 6 m pup to string. Made up TDS to cement head. Took up/down weights 200/137 MT.
20:00 - 20:15: RIH while circulating at 500 LPM and tagged TD at 3793,3 m with 10 MT.
20:15 - 20:45: Picked up 1 m and to located liner hanger at setting depth. Increased rate in increments to 1000 LPM SPP 76 bar. Set torque limit to 34 KNM. Commenced rotation and increased rotation in increments to 20 RPM. Rotating torque 23-26 KNM.
20:45 - 21:15: Dropped liner hanger setting ball and chased same with 500 LPM.
21:15 - 22:00: Observed pressure build up when setting ball seated after 712 strokes. Pressured up to 160 bar to set liner hanger and maintainted pressure for 2 min. Verified hanger set by slacking off weight to 105 MT MT applied) OK. Bled off stand pipe pressure. Released liner hanger running tool with 12 clockwise rotations. Took up/down weights 155/123 MT running tool free.
22:00 - 22:15: Sheared ball seat by applying pressure on DP. Ballseat sheared out at 251 bar.
22:15 - 23:00: Stepped up rate in 500 LPM increments to check for stable returns loss free rate. 500 LPM 38 bar SPP. 1000 LPM 66 bar SPP. 1500 LPM 110 bar SPP. No losses observed.
23:00 - 00:00: Decreasead rate to 1000 LPM and started rotating at 20 RPM. Torque 12-16 KNM. Increased rate to 1500 LPM and cirucalted bottoms up while rotating at 20 RPM. Meanwhile held prejob meeting prior to cementing.

24-hour summary: Made up liner hanger assy. RIH with liner hanger on 5 1/2" DP and tagged TD at 3793 m MD. Set liner hanger and released RT. Conditioned mud. Cemented 7" liner. Set TSP packer. Tested TSP packer to 280 bar. Circulated out excess cement.