bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
07:45 - 10:15: PU and MU 8 1/2" BHA and RIH from surface to 42 m.
10:15 - 11:00: Held tool box talk prior to handling radioactive sources. Loaded radioactive source into ecoscope.
11:00 - 12:15: Continued to MU and RIH with 8 1/2" BHA and RIH from 42 m to 55 m.
12:15 - 13:00: Re-arranged 8 1/2" DC in fingerboard to acess 5" HWDP and 6 3/4" jars.
13:00 - 14:00: Continued to MU and RIH with 8 1/2" BHA and RIH from 55 m to 150 m.
14:00 - 14:30: Installed and tested PS-21 automatic slips.
14:30 - 15:45: RIH with 8 1/2" BHA on 5" DP from 150 m to 639 m. Tripping speed 391 m/hrs. Meanwhile investigated VFD fault on drawworks.
15:45 - 16:30: Tested that 7" swage FH was compatible with 5 1/2" VAM eis. OK. Installed drift sub and XO. Change slips inserts to 5 1/2".
16:30 - 18:00: Installed XO on string and MU to TDS. Broke circulation and pumped 2000 LPM 120 bar. Filled pipe and performed shallow test of MWD tools.
18:00 - 19:15: Performed choke drill with both crews. Serviced TDS.
19:15 - 22:30: RIH with 8 1/2" BHA on 5 1/2" DP from 641 m to 2816 m. Filled pipe every 15 stands. Tripping speed 669 m/hrs.
22:30 - 23:45: Broke circulation and washed down 8 1/2" BHA from 2818 m to 2881. 8 m. Tagged CMT with 5 MT at 2881. 8 m. Drilling parameters 2000 LPM SPP 168 bar 30 RPM torque 18-21 KNM. Up weight 175 MT down weight 136 MT rotational weight 152 MT. Continued report on f-99 for change of tension cylinders.

24-hour summary: None
Hourly activities:
00:15 - 06:00: Drilled out shoe track from 2881. 8 m to 2914 m whilst bleeding in 1. 60 SG OBM to weigh up from 1. 25 SG to 1. 32 SG OBM. Drilling parameters 2000 LPM SPP 156-200 bar 50 RPM torque 17-22 KNM wob 5-10 MT ECD 1. 40 EMW ROP 1-20 m/hrs effective ROP 5. 6 m/hr.
06:00 - 09:30: Drilled out 9 5/8" casing shoe from 2914m to 2920m and 3 meter new formation to 2923m. Drilling parameters flow 2000 LPM SPP 159 bars string RPM 70 TQ 26-29 KNM wob 5-6 ECD 1. 42 EMW mud weight 1. 32 SG ROP 5 m/hours. Cleaned out rat hole, observed packing off, reamed at reduced weight. Verified no restrictions.
09:30 - 10:00: Took SCR shoe, ran back tagged TD 2923m.
10:00 - 10:45: Pumped 5 m LCM pill and placed at TD 2923m.
10:45 - 11:15: POOH from 2923m to 2817m.
11:15 - 12:15: Rigged up and performed fit. Applied 51 bars equivalent to 1. 50 SG. ESD from MWD 1. 516 SG.
12:15 - 12:30: Good fit test, rigged down hose and pump-in sub.
12:30 - 12:45: Flushed choke and kill lines with 1. 32sg OBM.
12:45 - 13:45: Washed in hole from 2817m to 2923 MT. Down linked tools and set same.
13:45 - 00:00: Drilled 8½" hole from 2923m to 3058m. Drilling parameters flow 2000-2400 LPM SPP 156-218 bars string RPM 160 TQ 26-31 KNM wob 7-9 ECD 1. 44 EMW mud weight 1. 32 SG ROP 15-30 m/hour. Took survey after every connection.

24-hour summary: Drilled out shoe track 3 new formation. Performed fit, 51 bars 1. 32 SG equivalent to 1. 50 SG. Drilled 8½" hole from 2920m to 3163m.
Hourly activities:
00:00 - 06:00: Continued drilling 8½" hole from 3058m to 3163m. Drilling parameters flow 2400 LPM SPP 215-218 bars string RPM 160 TQ 25-28 KNM wob 6-8 ECD 1. 44-1. 45 EMW mud weight 1. 32 SG ROP 15-30 m/hour. Took survey after every connection.
06:00 - 08:15: Continued drilling 8½" hole from 3163m to 3176m. Drilling parameters flow 2400 LPM SPP 220 bars string RPM 160 TQ 26-31 KNM wob 5-8 ECD 1. 44-1. 45 EMW mud weight 1. 32 SG ROP 20-30 m/hour.
08:15 - 10:30: Performed sticky test. Took pressure points MD probe TVD reservoir press. Mud hydrostatic pres. Gradient 3141m 2958. 8m 313. 2 bars 412. 0 bars 1. 081 SG 3134m 2952. 4m 312. 6 bars 411. 8 bars 1. 081 SG 3129m 2947. 7m 312. 2 bars 411. 2 bars 1. 081 SG 3127m 2945. 9m 312. 0 bars 411. 1 bars 1. 080 SG rig shut down.
10:30 - 11:45: Rig shut down due to general alarm, black out, monitor well on trip tank. Well secure. Re- set drill floor equipment. Rotated the string at low 10rpm.
11:45 - 14:45: Continued drilling 8½" hole from 3176m to 3220m. Drilling parameters flow 2400 LPM SPP 221 bars string RPM 160 TQ 29-32 KNM wob 5 ECD 1. 45 EMW mud weight 1. 32 SG ROP 20 m/hour. Circulated hole clean prior to perform pressure points.
14:45 - 16:45: Performed sticky test at 3212m. Took pressure points MD probe TVD reservoir press. Mud hydrostatic pres. Gradient 3160m 2976. 4m 315. 5 bars 417. 4 bars 1. 081 SG 3156m 2972. 7m 314. 6 bars 417. 0 bars 1. 082 SG 3152m 2969. 0m 314. 0 bars 417. 8 bars 1. 080 SG 3149m 2966. 3m 313. 8 bars 417. 7 bars 1. 079 SG
16:45 - 17:30: Continued drilling 8½" hole from 3220m to 3232m. Drilling parameters flow 2400 LPM SPP 221 bars string RPM 160 TQ 29-32 KNM wob 5 ECD 1. 45 EMW mud weight 1. 32 SG ROP 20 m/hour.
17:30 - 19:45: Pulled up and circulated hole clean reciprocating the string. 2000 LPM and 161 bars.
19:45 - 20:00: Recorded torque and up/down/rotation weights at 3231m. 20 RPM 164 MT, 18-21 KNM. Up/down weight 194/145 MT.
20:00 - 20:45: Dropped 2-7/8'' drift and pumped down same at 2000lpm.
20:45 - 21:00: Flow checked well well static
21:00 - 22:45: POOH wet from 3232m to 2898m inside 9-5/8" shoe with 8½" BHA at 10m/std logging.
22:45 - 23:00: Recorded torque and up/down/rotation weights at 2898m. 10 RPM 151 MT, 13-15 KNM. 20rpm 155 MT 12-16 KNM. Up/down weight 177/140 MT.
23:00 - 23:15: Flow checked well well static. Simultaneously serviced TDS and aft PRS.
23:15 - 00:00: Function tested BOP. Continued to service TDS and PRS.

24-hour summary: Continued drilling 8½" hole from 3163m to 3232m(td). Took pressure points. Circulated hole clean. POOH with 8½" BHA and commenced lo same.
Hourly activities:
00:00 - 00:30: Pumped 5 m slug 1. 61 SG. Investigated electrical wires on aft PRS
00:30 - 03:45: Continued to POOH with 8½" BHA from 2898m to 680m. Pulling speed 682 m/hour. Performed kick drill 60 sec responce time.
03:45 - 04:00: Flow checked well well static.
04:00 - 04:30: Removed 2-3/4" drift, lo drift sub. Changed handling gear from 5½'' to 5''.
04:30 - 05:15: Continued to POOH with 8½" BHA from 680m to 146m. Pulling speed 712 m/hour.
05:15 - 06:00: Commenced laying out the 8½" BHA.
06:00 - 09:00: Continued laying out the 8½" BHA. Including radio active sources.
09:00 - 09:30: Cleared and cleaned rig floor. Function tested BOP shear ram.
09:30 - 13:00: Held tool box talk and rigged up surface handling equipment for running 7" liner. Simultaneously laid out 5½" HWDP on cantilever, drifted and measured same.
13:00 - 14:00: Held tool box talk and picked up shoe and performed integrity of float with SW.
14:00 - 15:00: Picked up float joint and attempted to MU first connection. Problems with weatherford tong stabbing guide alignment and remote control system. Laid out float and shoe due to damaged threads.
15:00 - 19:00: Picked up back up shoe and performed integrity of float with SW. Continued RIH with 7" liner, installed radio active market at collar 140m. Filled every 5'th jnts.
19:00 - 00:00: Continued RIH with 7" liner from 140m to 375m. Filled every 5'th jnts.

24-hour summary: None
Hourly activities:
00:00 - 00:45: Continued RIH with 7" liner from 375m to 411m. Filled every 5'th jnt.
00:45 - 01:30: Changed out to 5½" DP elevator. Picked up weatherford 7" liner hanger and made up same.
01:30 - 01:45: Held tool box talk prior to change out weatherford slips to ps21 slips.
01:45 - 03:15: Removed weatherford slips from rotary, inserted ps21 slips.
03:15 - 04:00: RIH with weatherford 7" liner hanger. Removed protection pads and checked screws, filled 7" liner hanger with water. Set hanger in slips. Liner weight 16. 5 MT.
04:00 - 05:00: Rigged down weatherford casing tong.
05:00 - 06:00: RIH from 425m to 573m with weatherford 7" liner hanger on 5½" HWDP picked up from cantilever.

24-hour summary: None
Hourly activities:
06:00 - 07:00: Continued POOH with 7" liner hanger RT from 2766m to 2131m. Pulling speed 635 m/hour.
07:00 - 07:15: Pumped 5m 1. 60 SG slug.
07:15 - 08:00: Performed kick drill 60 sec. Cleared and cleaned rig floor prior to slip cut drill line. Meanwhile removed PS-21 slips and installed master bushings.
08:00 - 08:15: Held tool box prior to slip and cut drill line.
08:15 - 11:15: Commenced slip cut drill line as per procedure.
11:15 - 11:45: Continued slip and cut. De-isolated draw works calibrate block, activated crown-o-matic, set 55mt.
11:45 - 14:30: Held tool box talk and repaired junction block gland on upper aft PRS. De-isolated TDS, draw works, PRS.
14:30 - 17:45: Held tool box talk and installed ps21 slips. Continued to POOH from 2131m to 135m. Laid out pup joint. Pulling speed 614m/hour.
17:45 - 18:00: Held tool box talk and removed ps21 slips and installed master bushing.
18:00 - 19:00: Continued to pull HWDP from 135m to 13. 5m. Laid out 2 x joints HWDP hanger running tool.
19:00 - 19:15: Cleared and cleaned rig floor.
19:15 - 20:00: Held tool box talk and laid out 7" liner hanger RT.
20:00 - 20:30: Picked up cement head to break out pup jt. Laid out cement head and pup jt.
20:30 - 20:45: Held tool box talk prior to run jet sub for cleaning the BOP.
20:45 - 22:00: Held tool box talk and made up jet sub. RIH and washed the BOP. Function the BOP and washed again. POOH and laid out jet sub.
22:00 - 22:30: Held tool box talk and changed inserts in elevators to 3½" DP.
22:30 - 23:15: Picked up and made up cleanout assy#1 and and RIH from rotary to 13m.
23:15 - 23:45: Changed dies inserts for 3½" in iron rough neck.
23:45 - 00:00: Picked up 3½" DP from cantilever and RIH in singles from 13m to 36m.

24-hour summary: POOH with weatherford 7" liner hanger tool to 2131m. Slip and cut drill line. Repaired junction block gland on upper aft PRS. Completed POOH with weatherford 7" liner hanger tool. RIH with clean out assy to 1399m.
Hourly activities:
00:00 - 01:00: Continued allowed thermal expansion. Bled down to 10bars 4 times. Final inflow test 30min/10. 41 up to 12. 18 bars, last 10min/0. 48bar. Total volume bled off 750liters. Simultaneously prepared pits and fluids for wash train.
01:00 - 01:15: Pressured up DP to app. 164 bar to equalized pressure across the well commissioner with the cement unit- 475liters.
01:15 - 01:30: Picked up and unset the well commissioner 157 MT. Allowed elements to relax. Isolated down to cement unit, bled off pressure on CMT line. Picked up to 3181. 5m with, with 15rpm, up weight 146 MT, neutral weight 141 MT. Polish mill 2 m above top of liner.
01:30 - 03:00: Continued preparing pits and fluids for wash train.
03:00 - 03:30: Held tool box prior to commence well clean out, with all involved personnel.
03:30 - 04:45: Continued to prepare pits and fluids. Lined up and prepared for displacement. Meanwhile continued injecting slop, and clean cantilever shaker area.
04:45 - 06:00: Started displacement of washing train. Reciprocating the sting, 40 RPM, 2000 LPM and 130bars. 10 m3 dope cleaner pill 0. 87 SG and 30 m hi-vis push pill 1. 34 SG. Unable to continue rotation due to high torque, 20 KNM. Increased flow rate to 2500 LPM, 80 bars and started to pump batch of 15 m hi-vis soap pill 1. 02 SG.
06:00 - 09:30: Continued to pump and displace cleaning pills out of well pumping seawater at 3000 LPM, 216 bars. Last NTU reading 505.
09:30 - 11:45: Held tool box talk and flushed CMT line, confirmed line up. Pressure tested well to 345 bar, pup off vent on mud pump liner, isolated liner and re-test to 345bars. Vetco observing b- annulus for press build up, pumped 1920l bled back same.
11:45 - 12:15: Flow checked well well static.
12:15 - 15:30: POOH with clean out assy. From 3180m to 1426m. Pulling speed 540m/hour. Reduced tripping speed untill bit out of liner.
15:30 - 16:45: Laid out one single 5½'' DP, assy from 1426m to 1413m.
16:45 - 17:00: Changed to 5'' handling equipment, pick up one 5'' single.
17:00 - 18:00: Continued POOH with clean out assy's on 5" DP, from 1401m to 395m. Pulling speed 1006 m/hour.
18:00 - 19:00: Laid out and clean out assy's.
19:00 - 22:15: Changed to 3½'' handling equipment. Held tool box talk and POOH with 3½" DP from 395m to 43m, in single on cantilever. Pulling speed 108m/hour.
22:15 - 22:30: Changed out handling equipment.
22:30 - 22:45: Continued laying out 3½" DP from 43m in single on cantilever.
22:45 - 23:15: Laid out and clean out assy's.
23:15 - 23:30: Held tool box talk prior to wash and clean BOP for leak testing same.
23:30 - 00:00: Started to pick/make up well protector, BOP clean out assembly and wear bushing running tool.

24-hour summary: None
Hourly activities:
00:00 - 01:30: Continued make up well protector, BOP clean out assembly and wear bushing running tool.
01:30 - 02:45: RIH, jetted WH area/wear bushing. RIH to 20m and engaged wear bushing. Pulled wear bushing to surface and laid out wear bushing and running tool.
02:45 - 03:15: Spaced out jetting sub below BOP. Removed master bushings and outer ring.
03:15 - 03:30: Cleaned top of diverter and diverter housing.
03:30 - 04:00: Jet well head, riser and BOP'S with s/w. 3000 LPM, 46bars, 10 RPM.
04:00 - 04:15: Re-installed outer ring and master bushing. Function BOP rams and annular.
04:15 - 06:00: Held tool box talk and started pumping soap pill through stand pipe, choke/kill line and manifold.

24-hour summary: None
Hourly activities:
06:00 - 13:45: Prepared for running completion prepared casing tong and control unit. Made up jnt 258 THG landing string. Waited for services personnel to arrive, delayed due to fog yesterday. Meanwhile cleaned shaker beds and pits. Prepared to install flow line on f-15.
13:45 - 14:15: Held tool box talk prior to RIH with 7" completion string.
14:15 - 18:30: Picked up and RIH with mule shoe, seal stem, packer SB-3, PBR and DHPG/CHEMICAL injection sub.
18:30 - 21:00: Terminated cable to DHPG according to well dynamic procedure. Function checked and pressure tested gauge to 10000 psi 15 minutes.
21:00 - 00:00: RIH with 7" tubing from 97m to 103m. Connected chemical injection line according to well dynamic procedure and installed protector clamps.

24-hour summary: Completed rigging 7" completion handling equipment. RIH with 7" completion from surface to 322m
Hourly activities:
00:00 - 00:30: RIH with 7" tubing from 103m to 119m. Monitored well on trip tank.
00:30 - 06:00: RIH with 7" tubing, laid out joint 7. Continued RIH with 7" tubing from 119m to 322m Tested DHPG every 30 min. Running speed 37m/hour. Last 3 hours 60m/hour.
06:00 - 19:00: Continued RIH with 7" tubing, from 322m to 920m. Rejected 5 joints due to bad torque up at shoulder/damaged threads. Running speed 46 m/hour. Tested DHPG every 30 min. Total rejected 7 joints.
19:00 - 21:30: Continued RIH with 7" tubing, from 920m to 981m. Washed pin and box ends and re-doped threads. Found variation in pin ends surface. Investigated batch and found batch has been mixed with sgaard, sleipner and volve. The pin ends of volve batch nice smooth threads compared to the sgaard/sleipner pin ends as if they have been sand blasted and giving a rough surface.
21:30 - 00:00: Continued RIH with 7" tubing, from 981m to 1041m. Cleaned every pin/box and re-doped. Ran only tubing from volve batch. Rejected 5 jnts. Total laid out 12 jnts. Running speed 24 m/hour. Tested DHPG every 30 min.

24-hour summary: Continued RIH with 7" completion from 322m to 1206m Due to mix of sgaard, sleipner and volve batch had in total 15 rejectes.
Hourly activities:
00:00 - 06:00: Continued RIH with 7" tubing, from 1041m 1206m. Ran only tubing from volve batch. Rejected 3 jnts. Total laid out 15 jnts. Running speed 28 m/hour. Tested DHPG every 30 min.
06:00 - 07:00: Laid out one jnt picked new one RIH from 1206m to 1217m.
07:00 - 10:00: Held tool box talk and picked up and made up GLV, installed flatpack in guard rail on GLV.
10:00 - 19:00: Continued RIH with 7" tubing, from 1237m to 1616m. Rejected 3 joints. Total rejected 18 jnts. Running speed 42 m/hour. Tested DHPG every 30 min. Changed grease to OCR 325 AG API modifirer
19:00 - 23:00: Continued RIH with 7" tubing, from 1616m to 1808m. Running speed 48 m/hour. Tested DHPG every 30 min.
23:00 - 00:00: Attempted to make up TBG. Due to bad torque up at shoulder/damaged threads as bracking out, damaged box of joint in RT. Rejected 2 joints. Total rejected 20 jnts.

24-hour summary: Continued RIH with 7" completion from 1206m to 1998m. Rejected 7 joints in total 22.
Hourly activities:
00:00 - 01:00: Damaged 2 boxs when braking the joint above. Rejected 2 joints. Total rejected 22 jnts.
01:00 - 06:00: Continued RIH with 7" tubing, from 1784m to 1998m. Running speed 43 m/hour. Tested DHPG every 30 min.
06:00 - 11:45: Continued RIH with 7" tubing, from 1998m to 2306m. Rejected 1 joint. Total rejected 23 jnts. Running speed 53 m/hour. Tested DHPG every 30 min.
11:45 - 14:30: Held tool box talk made up ASV and one 7" tubing joint above.
14:30 - 21:30: Spliced electrical and chemical injection lines below ASV. Flushed through and confirmed lines. Blanked redundant line and secured in clamp.
21:30 - 22:30: Ran ASV through rotary table. Rigged up ASV control line sheave. Connected blue control line above ASV. Secured lines.
22:30 - 00:00: Pressure tested ASV to 570bars and spare control line to 345bars for 10 minutes.

24-hour summary: Continued RIH with 7" completion from 1998m to 2306m. Rejected jnts in total 23. Made up ASV and one 7" tubing joint above. Spliced electrical and chemical injection lines below/above ASV and tested same.
Hourly activities:
00:00 - 02:00: Connected electrical and chemical injection line from above ASV to reel. Pressure tested connection to 690bars 10 minutes. Adjusted ASV control line pressure to 420bars keeping the ASV valve open. Parallel activity laid out 56 joints of 7" 29# 13 crs110 on aft SB bay and measured. Started rigging up the flow line for f-15a at the WH.
02:00 - 04:30: Performed gauge electrical test. Challenge to get a proper test due to rain and wind. Parallel activity continued rigging up the flow line for f-15a at the WH. And laid out remaining joints of 7" 29# 13 crs110 on aft SB bay and measured.
04:30 - 06:00: Performed electrical splice pressure test 690bars 15 min. RIH and set in slips.
06:00 - 10:00: Picked up and made up DHSV and connected c/l-line and leak tested same to 570 bars 10min. Inspected lines on ASV.
10:00 - 22:15: Held tool box talk and continued RIH with 7" tubing from 2346m to 2804m. Washed pin and box, inspected threads. Greased up pin/box prior to make up. Laid out 3 joints and changed 2 collars total rejected 26 joints. Running speed 38m/hour. Tested DHPG every 30 min.
22:15 - 23:00: Picked up and made up space out string to TDS.
23:00 - 00:00: Verified line up applying 5 bars behind closed IBOP. Opened IBOP broke circulation 160lpm 5 bars. RIH with string. Stopped circulation as pressure built up to 6 bars. Continued RIH and set down 4 MT on no-go ring at 2817. 1m. Applied 3 bars to the tubing to verified seal no returns.

24-hour summary: Continued RIH with 7" completion to tol. Spaced out for tubing hanger and made up same. Started feeding control lines through the tubing hanger.
Hourly activities:
00:00 - 01:30: Marked space out string. POOH with space out string and laid out same. As POOH the control lines got caught under the spider slip and bent. Lost signal to DHPG. Still enough lines to make up tubing hanger without making any splice.
01:30 - 03:00: Held tool box talk and removed weatherford spider slips. Reconfigured banana sheaves. Installed master bushing. Return sheaves to original state.
03:00 - 03:15: Removed spider slips from rig floor.
03:15 - 04:00: Laid out 6m pup and 12m joint.
04:00 - 04:30: Picked up new 6m pup and made up same.
04:30 - 05:15: Picked and made up tubing hanger. Secured the control lines with a clamp on upper tubing coupling. Lowered the tubing hanger down to a convenient working height.
05:15 - 06:00: Cut the control lines 3 m above tubing hanger and started feeding the control lines through the tubing hanger. Checked signal to DHPG OK.
06:00 - 10:00: Continued feeding the control lines through the tubing hanger. Leak tested all penetrations/fittings simultaneously through the 1/8" test ports, as per vetco procedure, to 35/345 bars 5/10 minutes.
10:00 - 11:45: Held tool box talk and installed c-plate, landed of tubing hanger. Laid out tubing hanger handling sub.
11:45 - 13:30: Held tool box talk and picked/made up tubing hanger running tool to communication collar. Connected ASV, chemical injection and DHSV lines to ports on running tool. Leak tested ASV and DHSV to 560bars 10 minutes.
13:30 - 14:15: Connected tubing hanger running tool lock/unlock lines to vetco reel. Repeated test on ASV due to discrepancies.
14:15 - 16:45: Investigated problem. Found indication of communication between the ASV and DHSV chambers in the communication collar and running tool.
16:45 - 18:00: Disconnected control lines from running tool. Laid out primary running tool. Changed out seals on communication collar. Prepared back up running tool.
18:00 - 20:30: Picked/made up back-up tubing hanger running tool to communication collar. Connected ASV, chemical injection and DHSV lines to ports on running tool. Leak tested ASV and DHSV to 545 bars 10 mins.
20:30 - 22:45: Removed the plate. RIH with the tubing hanger. Drained riser prior to land tubing hanger. Landed the tubing hanger no-go shoulder in the multi bowl, slacked off weight. Observed no drag stinging into 7" liner. Verified correct tubing hanger land off and tubing hanger seal integrity, leak tested through port and on multi bowl to 35 bars/5 min.
22:45 - 23:15: Made 7" VAM top x 2" 1502 swedge to landing string and cement line.
23:15 - 00:00: Locked tubing hanger into WH.

24-hour summary: Completed feeding control lines through the tubing hanger. RIH and land tubing hanger. Set production packer, pressure tested tubing to 345 bars 15 min. Inflow tested DHSV.