Hourly activities:
00:00 - 01:30: POOH perforating gun assembly no. 4. From 2000 m. Shut down the unit 500 m.
01:30 - 01:45: Tools in catcher. Closed SV, 40 bar. Closed HMW.
01:45 - 02:00: Bled off pressure in lubricator and purged clean with nitrogen.
02:00 - 05:00: Inflow tested HMV against siwhp, 35 bar for 10 min. Meanwhile performed pre-job meeting prior to changing out tractor and l/o guns. Trouble shoot on x-tree gauge during inflow test of SV. Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min.
05:00 - 06:00: Broke out lubricator at QST. L/d gun assembly no. 4.
06:00 - 06:15: Checked tractor hanging. Switched to pass through mode.
06:15 - 06:30: Performed pre-job meeting prior to p/u gun.
06:30 - 07:30: P/u gun assembly for perforating run no. 5. M/u lubricator.
07:30 - 08:00: Tested QTS with test pump on rig floor to 20/250 bar for 5/10 min. Filled riser with MEG. Opened DHSV, HMV and SV.
08:00 - 09:00: Changed out wiper rubber on lubricator. Transfered tractor and guns for next run to rig floor. Opened DHSV, HMV. And SV.
09:00 - 12:00: RIH with perforation string no. 5 on WL with 30 m/min to 3250 m. Correlated across DHPG 2640 m. Do m. Toolstring stopped moving at 3250 m 78 deg inclination.
12:00 - 12:30: RIH with perforation string no 5. On WL using tractor from 3250 m to 3560 m.
12:30 - 13:30: Correlated tool string according to program between 3870 m to 3888 m. Orientation pass 1. Orientation pass 2. Orientation pass 3. Orientation pass 4. Orientation pass 5. Shooting pass.
13:30 - 13:45: Perforated interval from 3888 m to 3906 m. Firing depht 3836 m. Wellhead pressure prior to fire, 37 bar. WHP stabilized at 33,5 bar. Lost 300 lbs surface tension.
13:45 - 15:45: POOH from 3836 m with perforating gun assembly no. 5. Shut down the unit 300 m.
15:45 - 16:00: Tools in catcher. Closed SV, 36,5 bar. Closed HMW.
16:00 - 16:15: Bled off pressure in lubricator and purged clean with nitrogen.
16:15 - 17:15: Inflow tested HMV against siwhp, 35 bar for 10 min. Meanwhile performed pre-job meeting prior to changing out tractor and l/o guns. Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min.
17:15 - 18:15: Broke out lubricator at QST. L/d gun assembly no. 5.
18:15 - 20:00: Lifted tractors to drill floor. Inspected head hot checked for next run 6 and run 7.
20:00 - 20:45: M/u tractor assembly and tool string prior to pressure test wire line BOP, riser and lubricator.
20:45 - 22:15: Pressure test wireline rig up to 30/250 bar, 5/10 min. Meanwhile performed pre-job meeting prior to m/u guns.
22:15 - 23:00: P/u gun assembly for perforating run no. 6. M/u lubricator.
23:00 - 23:30: Tested QTS with test pump on rig floor to 30/250 bar for 5/10 min. Filled riser with MEG. Opened DHSV, HMV. And SV.
23:30 - 00:00: RIH with perforation string no. 6 on WL with 30 m/min to 300 m.

24-hour summary: POOH perforating gun assembly no. 4 and l/d. P/u gun assembly for perforating run no. 5 and RIH same. Perforated interval from 3888 m to 3906 m. POOH with perforating gun assembly no. 5 l/d. Serviced tractor assembly. Pressure tested wireline BOP, riser and lubricator. P/u gun assembly for perforating run no. 6 and RIH same to 300 m.