bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 06:00: Waited for weather condtions to improve for resuming aft PRS repair work. Meanwhile pop off and tested DCI hose using cement unit to 200 bar 10 min OK opened valve on DCI hose debris caps on f-5, f-14 and f-15 wellheads temporary cap and installed debris cap on f-1 conductor to inject slop in f-12 annulus. Pressure bulit up rapildly, 190 bar at approx 1 m3 pumped annular preventer to gain faster closing time
06:00 - 00:00: Waited for weather condtions to improve for resuming aft PRS repair work. Meanwhile lead target in cement unit test line general maintenance in drilling areas pits winds 12 00 81 knots 14 00 61 knots 16 00 56 knots 18 00 70 knots 20 00 53 knots 22 00 64 knots

24-hour summary: Waited for weather condtions to improve for resuming aft PRS repair work.
Hourly activities:
00:00 - 03:00: Waited for weather condtions to improve for resuming aft PRS repair work. Meanwhile maintenance on BX elevators tested annular preventer, 28 seconds to close from readback pressure) mainfold line to wellhead derrick inspection prior to resume work on aft PRS scaffolding in derrick winds 24 00 53 knots 02 00 40 knots
03:00 - 04:00: Performed derrick inspect after period of high winds. Inspected scaffolding work platform.
04:00 - 05:30: Waited for weather condtions to improve for resuming aft PRS repair work. Winds 04 00 40 knots 06 00 39 knots
05:30 - 06:00: Performed crown block inspection prior to accessing scaffolding platform for continued repair.
06:00 - 15:45: Continued working on aft PRS upper drive. Meanwhile in repairing aft PRS pits flowline isolation valve wih 1450 psi tested aft PRS
15:45 - 16:00: Held toolbox talk prior to remvoing scaffolding.
16:00 - 16:30: Removed tools and equipment from aft PRS scaffolding platform.
16:30 - 19:00: Assissted scaffolding crews in removing scaffolding from derrick.
19:00 - 19:15: Held toolbox talk handover meeting for continuation of removing scaffolding.
19:15 - 21:30: Waited on weather conditions to improve for continuing removing scaffolding.
21:30 - 22:30: Waited on weather condictons to improve. Wind speed 56 knots.
22:30 - 00:00: Checked FWD PRS for losse items. Secured FWD PRS by wrapping damaged parts with security net.

24-hour summary: Repaired aft PRS. Secured FWD PRS. Removed scaffolding from derrick.
Hourly activities:
00:00 - 02:30: Continued to secure FWD PRS.
02:30 - 02:45: Held toolbox talk prior to removing scaffolding from derrick.
02:45 - 05:45: Removed scaffolding from derrick.
05:45 - 06:00: Calibrated block height after ESD power shut down.
06:00 - 09:15: Calibrated crown block. Re-set i-vicis software for rig equipment after power shut down(s).
09:15 - 09:30: Held toolbox talk prior to installing PS-21 automatic slips and RIH. Installed PS-21.
09:30 - 10:15: RIH with clean out assemblies on 5 1/2" DP from 2235 m to 2376 m MD.
10:15 - 11:00: Made up TDS to cleaning string. Scraped and cleaned FLX packer area from 500 m to 520 m MD with 10 3/4" scraper. Pumped 80 m3 contamianted brine at 2500 LPM while reciprocating and rotating pipe at 60 RPM. MAX torque 9 KNM. Up/down weights 146/117 MT.
11:00 - 11:45: RIH with clean out assemblies on 5 1/2" DP from 2407 m to 2578 m MD. Could not release PS-21 slips after connection.
11:45 - 17:00: Repaired on PS-21 slips. Released slips. Exchanged PS-21 with PS-30 slips.
17:00 - 19:45: RIH with scraper assemblies from 2578 m to 3080 m MD.
19:45 - 21:15: Made up TDS to cleaning string. Scraped and cleaned gun hanger area from 3080 m to 3100 m MD with 7" scraper. Pumped SW at 1500 LPM while reciprocating and rotating pipe at 60 RPM. MAX torque 17 KNM. Up/down weights 144/125 MT. Made connection and observed u-tube from well due to overweight brine pumped at an earlier stage. Scraped and cleaned area from 3100 m to 3105 m MD. Total volume pumped approx 30 m3.
21:15 - 23:00: RIH with scraper assemblies from 3107 m to 3425 m MD.
23:00 - 23:30: Made up TDS to cleaning string. Scraped and cleaned production packer setting area from 2980 m to 3000 m MD with 9 5/8" scraper. Pumped 30 m3 of SW at 1500 LPM while reciprocating and rotating pipe at 60 RPM.
23:30 - 00:00: Recorded parameters while circulating and rotating flow 1100 LPM 50 RPM up weight 167 MT down weight 145 MT torque 25 KNM SPP 72 bar. Took up/down weight without circulation and rotation up weight 190 down weight 134 MT. Set torque limit to 27 KNM. RIH while circualting at 1100 LPM and rotating 50 RPM. Tagged top of PBR at 3026,2 m MD depth 3457,9 m MD). String stalled out due to excessive torque, relaxed weight to regain rotation, which fluctuated between 20-50 RPM. Picked up above PBR. Ran back in to 3026 m depth 3457,7 m MD) and dressed PBR for 1 min. MAX torque 27 KNM.

24-hour summary: Calibrated rig equipment after power shut down(s). Resumed well claning operation and RIH with cleaning string. Scraped and cleaned packer setting areas as required. Dressed of 7" liner PBR. Displaced well to 1,03 SG packer fluid. Flowchecked well. POOH with cleaning string to 3200 m MD.
Hourly activities:
00:00 - 00:15: Picked string 5 m above PBR and marked pipe for lowest reciprocation depth.
00:15 - 00:30: Performed toolbox talk prior to displacing well from treated SW to 1,03 packer fluid.
00:30 - 00:45: Added oxygen scavenger and prepared for displacement.
00:45 - 02:30: Pumped 20 m3 hivis soap pill followed by 20 m3 TSW spacer and 245 m3 1,03 SG packer fluid. Reciprocated and rotated pipe with 50 RPM. Pump rate 3300-3500 LPM. SPP 214-234 bar. Sampled returns and made consecutive NTU readings 780/485/388/340/ 1000/477/387/339/303 NTU.
02:30 - 02:45: Broke off and set back 1 stand of 5 1/2" DP. Observed u-tube from annulus to pipe.
02:45 - 04:15: Mixed more 1,03 SG packer fluid for filling well when POOH. Meanwhile observed well.
04:15 - 04:30: Emptied SW from trip tanks. Filled triptanks. Topped up welll with 1,2 m3 packer fluid.
04:30 - 06:00: POOH with cleaning assemblies from 3453 m to 3216 m MD on 5 1/2" DP.
06:00 - 08:45: POOH with cleaning assemblies from 3216 m to 2175 m MD.
08:45 - 09:00: Held toolbox talk prior to moving PS-30 automatic slips.
09:00 - 09:15: Removed PS-30 automatic slips and inserted masterbushing. Conducted kick drill. Secured well prior to ESD testing.
09:15 - 09:30: Installed swedge on TDS for pressure testing IBOP.
09:30 - 09:45: Held toolbox talk prior to pressure testing TDS and manifold.
09:45 - 10:30: Tested upper/lower IBOP to 30/345 bar 5/10 min. Progress intrerrupted by ESD testing.
10:30 - 15:30: Waited on ongoing siemens/esd testing. Meanwhile tested standpipe manifold valves to 30/345 bar 5/10 min.
15:30 - 19:00: Got power shut down on rig. Waited on ongoing siemens/esd testing. Meanwhile removed scaffolding, cleaned and tidied in wellhead module.
19:00 - 00:00: Re-set v-icis-system. Calibrated block. Meanwhile tested valves in standpipe manifold to 30/345 bar 5/10 min. Cleaned and tidied in wellhead module.

24-hour summary: POOH with cleaning string to 2175 m MD. Halted operation due to ongoing ESD testing. Tested ibops. Performed ESD testing. Re-set rig equipment after power shut down. POOH with cleaning string from 2175 m to 735 m MD.
Hourly activities:
00:00 - 06:00: Waited for RTTS to arrive with supply boat. Meanwhile on IR manrider winches centralizers for f-12 riser on centralizer deck and tensioning deck flow line valve
06:00 - 07:15: Picked up 1 stand of 5 1/2" DP to put underneath 9 5/8" RTTS packer. Received RTTS, checked and measured same.
07:15 - 08:00: Made up 9 5/8" RTTS packer.
08:00 - 13:45: RIH with 9 5/8" RTTS packer on 5 1/2" DP from 45 m to 2350 m MD.
13:45 - 14:15: Set 9 5/8" RTTS by righthand rotation and set down 3 MT. Packer element set 50 m above 9 5/8" seal stinger.
14:15 - 15:15: Lined up to pump from cement unit down kill line on BOP. Closed pipe ram, verified line up. Pressure tested 9 5/8" x 10 3/4" tie-back stinger above the RTTS packer to 345 bar 10 min OK. Volume pumped/bled back 1330 liter. No returns observed on b-annulus.
15:15 - 16:45: Opened pipe ram. Released 9 5/8" RTTS packer. RIH from 2352 m to 2420 m MD. Struggled to pass PBR pocket with end of pipe at 2400 m MD. Picked up and slacked off several times and passed pocket.
16:45 - 17:15: Set 9 5/8" RTTS packer by righthand rotation and set down 3 MT. Packer element set m into 9 5/8" liner.
17:15 - 18:00: Lined up to pump from cement unit down TDS and DP. Verified line up. Pressure tested 9 5/8" x 7 liner below the RTTS packer to 345 bar 10 min OK. Volume pumped/bled back 1100 liter.
18:00 - 18:30: Lined up to pump from cement unit down kill line on BOP. Closed pipe ram, verified line up. Pressured up to 170 bar in stepwise manner 30 bar 10 min OK. Cumulative pumped 145 liter 100 bar 5 min OK. Cumulative pumped 400 liter 171,5 bar. Cumulative pumped 712 liter dropped 3 bar 5 min. Leakage rate 2 l/min. Onset of leak from b-annulus could be observed at 165 bar.
18:30 - 22:00: Allowed pressure to bleed off in attempt to establish leakage free pressure 160 bar dropped 5,1 bar 10 min leakage 1,5 l/min 150 bar dropped 4,6 bar 10 min leakage 1,5 l/min 140 bar dropped 3,6 bar 10 min leakage 1,1 l/min 130 bar dropped 3,2 bar 10 min leakage 1,0 l/min 120 bar dropped 2,4 bar 10 min leakage 0,8 l/min 110 bar dropped 2,4 bar 10 min leakage 0,7 l/min 100 bar dropped 2,6 bar 10 min leakage 0,9 l/min 90 bar dropped 1,7 bar 10 min leakage 0,5 l/min 80 bar dropped 1,9 bar 10 min leakage 0,7 l/min 70 bar dropped 1,5 bar 10 min leakage 0,5 l/min bled pressure in well to zero.
22:00 - 22:30: Released 9 5/8" RTTS packer with 24 MT overpull according to halliburton instructions. Allowed packer element to retract.
22:30 - 00:00: POOH with 9 5/8" RTTS packer on 5 1/2" DP from 2420 m to 2180 MD. Pulled carefully through PBR pocket no addtional drag observed.

24-hour summary: Troubleshot leakage in tie-back string. Ran 9 5/8" RTTS and tested above and below tie-back stinger identified leakage to be in the sealstem/pbr. Established leakage rates. POOH with 9 5/8" RTTS packer.
Hourly activities:
00:00 - 04:00: Continued to POOH with 9 5/8" RTTS packer on 5 1/2" DP from 2180 m to 40 m MD.
04:00 - 05:00: Broke out an laid down 9 5/8" RTTS packer. Racked back last stand.
05:00 - 06:00: Waited for plan of action from town. Meanwhile did routine testing of FOSV'S and gray valve.
06:00 - 07:00: Waited for plan of action from town. Meanwhile did routine testing of FOSV'S and gray valve.
07:00 - 16:30: Waited for instuctions from town. Meanwhile tested safety valves manitenance on rotary table lock general housekeeping and PM'S on drillfloor BOP carrier from BOP
16:30 - 20:30: Recieved instruction from town to run guns. Waited on weather due to high winds, cranes down. Meanwhile rigged up casing tong, dressed PS-21 slips for 4 1/2" and dressed BX elevator with 5" inserts.
20:30 - 21:30: Laid out 4 1/2 perforation guns, firing heads and MAXR anchor on top of tubing in STB aft bay. Made up FOSV with x-overs to perforation guns.
21:30 - 22:30: Held pre-job meeting on drillfloor. Made up gray valve to stand of 5 1/2" DP and racked back.
22:30 - 00:00: Ran in hole with 4 1/2" orient exact weights/perforation guns from surface to 38 m MD.

24-hour summary: Waited on plan of action from town. Wow prior to picking up perforation guns. Ran 4 1/2" perforation guns from surface to 252 m MD.
Hourly activities:
00:00 - 02:30: Ran in hole with 4 1/2" orient exact weights/spacers/perforation guns from 38 m MD to 195 m MD.
02:30 - 03:00: Removed PS-21 slips from rotary and inserted masterbushing and bowl. Removed and set back odfjell casing tong. Took up weight 78 MT.
03:00 - 04:00: Picked up and made up e-fire firing head. Made up firing head to swivel on top of gun section. Hung off in 3 1/2" collar slips and secured with dog collar.
04:00 - 04:45: Picked up and made up pro-fire firing head. Made up firing head. Hung off in 3 1/2" collar slips and secured with dog collar.
04:45 - 05:30: Lifted in MAXR assembly complete with setting tool. Made up 3 1/2" pup joint and x-over to assembly while laying on HTS. Picked up assembly and made up to pro fire firing head. Checked adjustment of MAXR setting sleeve, removed transport studs and fitted shear pins. Hung off in 3 1/2" DP slips.
05:30 - 06:00: RIH with 4 1/2" orient exact perforation gun assy on 3 1/2" DP from 217 m to 252 m MD according to tally.
06:00 - 07:15: RIH with 4 1/2" orient exact perforation gun assy on 3 1/2" DP from 252 m to 294 m MD according to tally. MU PBR no-go locator sub.
07:15 - 08:15: Held tool box meeting and changed to 5" handling equipment.
08:15 - 10:15: RIH with 4 1/2" orient exact perforation gun assy on 5" DP from 294 m to 862 m MD according to tally.
10:15 - 13:30: Stopped RIH. Discussed testing requirements and further plans for f-12 with town.
13:30 - 14:45: POOH with 4 1/2" orient exact perforation gun assy on 5" DP from 862 m to 300 m MD according to tally.
14:45 - 16:15: Held tool box meeting and changed to 3 1/2" handling equipment.
16:15 - 17:30: POOH with 4 1/2" orient exact perforation gun assy on 3 1/2" DP from 300 m to 217 m MD according to tally.
17:30 - 22:15: Held tool box talk prior to handling guns on rig floor. POOH with 4 1/2" orient exact perforation gun assy from 217 m to OOH.
22:15 - 00:00: Flushed lines and pressure tested from pump room to lower kill on BOP 35/240 bar for 5 min.

24-hour summary: Ran 4 1/2" perforation guns from 252 to 862 m MD. Discussed plan of action with town. POOH 4 1/2" perforation guns from 862 m to surface. Flushed and tested lines for pressure testing 10 3/4" x 14" barrier envelope.
Hourly activities:
00:00 - 03:00: Flushed lines and pressure tested from cement unit to outer manual valve on b-annulus 35/250 bar for 5 min. Meanwhile performed maintenance on TDS and rig floor equipment.
03:00 - 06:00: Waited for plan of action from town. Meanwhile performed maintenance on TDS and rig floor equipment.
06:00 - 22:00: Waited for plan of action from town. Meanwhile 6 month maintenance on TDS centralizer ring on f-7 7 m3 packer fluid from pit 3 to CMT unit with mp2 back up BX elevator and function tested same winch on aft TDS working platform
22:00 - 22:30: Performed in-between test to 220 bar 10 min on multibowl BT-SEALS.
22:30 - 00:00: Waited on weather due to high winds up to 87 knop and danger for people to be present in well head module.

24-hour summary: Waited for plan of action from town. Tested bultibowl BT-SEALS to 220 bar/10 min. Wow.
Hourly activities:
00:00 - 06:00: Waited on weather due to high winds up to 72 knop and danger for people to be present in well head module.
06:00 - 08:15: Waited on weather due to high winds up to 60 knop and danger for people to be present in well head module. Meanwhile inspected aft PRS and found damage on drag chain. Barried off rig floor.
08:15 - 08:45: Held tool box talk for testing 10 3/4" x 14" annulus. Performed line test to 20 bar to verify correct line up. Closed shear ram.
08:45 - 09:45: Adjusted geoservices logging screen for documentation of test
09:45 - 10:45: Pressured up to 35 bar on b-annulus. Pressured up to 175 bar with mp2 using packer fluid on CSG side. Observed 17 bar pressure increase on b-annulus due to ballooning bar) attempted to pressure up b-annulus to 220 bar with CMT unit. Stopped pumping at 97 bar and only 16 ltrs pumped volume to 97 bar 280 ltr).
10:45 - 11:45: Bled off b-annulus and CSG to 0 bar and investigated surface lines. Disconnected 5k hose from CMT unit to surface wellhead and flushed through to verify no restrictions. Reconnected 5k hose to b-annulus and performed new line test 30/225 bar 5/10 min against closed outer valve on wellhead outlet. Pressured up to 50 bar on b-annulus with only 23 ltr pumped ltr corresponds to pressuring up volume down to subsea wellhead, indicating blockage in 10 3/4" hanger annulus ports).
11:45 - 13:00: Bled off pressure on b-annulus and had time-out to evaluate further action.
13:00 - 14:15: Held tool box talk for testing 10 3/4" x 14" annulus. Performed line test to 20 bar to verify correct line up for both BOP kill line and b-annulus. Pressured up CSG with mp2 to 50 bar/400 ltrs recorded 10 bar on b-annulus from cement unit. Pressured up CSG with mp2 to 70 bar/155 ltrs recorded 12,4 bar on b-annulus from cement unit. Pressured up CSG with mp2 to 156 bar/644 ltrs recorded 21 bar on b-annulus from cement unit. Observed leak into b-annulus at 156 bar, confirming communication through annulus ports in 10 3/4" hanger from below pressure increase above ballooning effect). Recorded 1,9 bar/10min pressure increase on b-annulus with 135 bar differential pressure.
14:15 - 18:00: Had time-out to evaluate further action. Made arrangements for punching holes in 9 5/8" CSG. Meanwhile logged pressure on CSG and b-annulus. Recorded 0,25 bar/10min pressure increase on b-annulus with 56 bar differential pressure.
18:00 - 00:00: Waited for tubing puncher equipment and schlumberger personnel to arrive on the rig. Bled off pressure on b-annulus from 60 to 2 bar in preparation to test shear rams. Observed pressure on CSG driopping from 116 bar to 106. 4 bar while bleeding off on b-annulus to balloning effect). RIH with WBRT and pulled WB. RIH with 2 stds of 5" DP and test plug to 100 m MD. Sat test plug.

24-hour summary: Attempted to pressure test 10 3/4" x 14" annulus, but found blocked communication port in wellhead. Tested shear ram while waiting for tubing puncher equipment and schlumberger personnel to arrive on the rig.
Hourly activities:
00:00 - 06:00: Waited for tubing puncher equipment and schlumberger personnel to arrive on the rig. Tested shear rams 20/345 bar 10 min with packer fluid, 82 ltrs pumped and 78 ltrs in return. POOH with test plug and lo same. RIH with WB and sat same.
06:00 - 16:00: Waited for tubing puncher equipment and schlumberger personnel to arrive on the rig. Meanwhile derrick inspection after high winds out encoder, replaced bended link on drag chain and calibrated aft PRS. future equipment room. maintenace on crew conveyer between CRI and STB transport conveyer rig floor prior to running WL.
16:00 - 00:00: Placed wireline units on cantiliver and port leg and hooked them up electrically. RU umbilical from schlumberger logging unit to seawell wireline winch. Installed add-on drum with 7/16" cable.

24-hour summary: Waited for tubing puncher equipment and personnel to arrive on the rig. Spotted and RU WL equipment.
Hourly activities:
00:00 - 06:00: Prepared and loaded 1 11/16" HNS puncher. Changed to schlumberger collector. MU MH-22 logging head for 7/16" cable. RU sheave wheels on rig floor.
06:00 - 14:30: Continued RU wireline equipment and troubleshot power supply for wireline winch. Modified depth system on wireline winch drum. Function tested CCL tool.
14:30 - 17:00: MU and RIH with toolstring to 2450 m. Correlated depth to tally using CCL and fired 1 11/16" HNS puncher at 2395-2392 m MD.
17:00 - 19:00: POOH with toolstring and lo gun assembly. Confirmed all 41 shots were fired.
19:00 - 19:30: Held pre job meeting with involved personnel. Lined up cement unit to pump down casing. Disconnected hose on b-annulus and observed flow due to u-tubing effect. Pumped down casing 300 LPM and observed full communication via holes punched in 9 5/8" CSG.
19:30 - 20:45: Hooked hose back up on b-annulus and performed a line test 35/220 bar 5/10 min. Bled off pressure to 20 bar, opened b-annulus valve and verified line-up. Lined up to monitor b-annulus on standpipe. Pressured b-annulus through punched holes in 9 5/8" x 10 3/4" tieback string to 220 bar 10 min using 2196 ltrs drillwater from cement unit. Had 2. 6 bar drop in 10 min.
20:45 - 00:00: Ivestigated leak by performing line tests against various valves. Isolated standpipe by closing valves on b-annulus wellhead. Unable to obtain pressure test within 1 pressure drop. Opened b-annulus valves and bled off pressure through stanpipe and into trip tank. Re-arranged line-up.

24-hour summary: Continued to RU wireline equipment. RIH with tubing puncher. Punched holes in 9 5/8" CSG to get communication to 10 3/4" x 14" annulus. POOH. Pressure tested 10 3/4" x 14" annulus and wellhead to 220 bar 10 min. MU perforation guns to 54 m MD.
Hourly activities:
00:00 - 01:00: Re-tested b-annulus through punched holes in 9 5/8" x 10 3/4" tieback string to 220 bar 10 min using packer fluid from cement unit. Observed 2. 2 bar drop in 10 min. Pumped 2087 ltrs and bled back 1980 ltrs. Both manual valves on wellhead b-annulus had been tested to 220 bar/10 min during line tests.
01:00 - 03:15: RU for running TCP guns. Prepared firing heads and loaded batteries.
03:15 - 03:45: Held tool box meeting for RU and RIH with TCP guns. Meanwhile closed shear rams due to slow increase in trip tank of 150 ltrs/hr.
03:45 - 05:15: Investigated increase in trip tank. No pressure build up recorded. Observed well on trip tank. No gain observed.
05:15 - 06:00: MU TCP guns and lowered each section into hole by BX elevators from surface to 54 m MD.
06:00 - 10:00: MU 4 1/2" TCP guns and lowered each section into hole by BX elevators from surface to 173 m MD.
10:00 - 12:45: POOH and lo 4 1/2" gun assembly from 173 to 48 m. Held last 9 joints standby in TDS.
12:45 - 15:00: Held tool box talk. Greased up valves and pressure tested kill manifold to 345 bar/10 min.
15:00 - 16:15: Performed two line tests to 345 bar/10 min. Tested b-annulus through punched holes in 9 5/8" x 10 3/4" tieback string against outer manual valve on b-annulus to 220 bar 10 min using packer fluid from cement unit. Observed 0 bar drop in 10 min. Pumped 2193 ltrs and bled back 2200 ltrs.
16:15 - 16:45: Closed k-3 valve on on kill manifold and bleed off pressure down to CMT unit. Lined up CMT unit to b-annulus through hose from moonpool. Closed inner manual valve on b-annulus and equalized and opened outer valve. Bled off pressure on CMT unit down to 10 bar. Inflow tested inner manual valve on wellhead b-annulus to 220 bar/10 min. Bled off all pressures.
16:45 - 00:00: MU 4 1/2" TCP guns and lowered each section into hole by BX elevators from surface to 173 m MD. MU orient exact weight spacers from 173 m to 195 m MD. MU efire firing head assembly and profire firing head assembly. MU MAXR assembly onto the HPA fill-sub assembly and RIH with TCP guns on 3 1/2" DP from 217 to 285,5 m MD. MU PBR no-go locator sub.

24-hour summary: Ran TCP perforation guns to 173 m MD. POOH with TCP guns. Pressure tested 10 3/4" x 14" annulus and wellhead to 220 bar 10 min. Ran TCP perforation guns to 1311 m MD.
Hourly activities:
00:00 - 05:15: RIH with 4 1/2" TCP guns on 5 1/2" DP to 1311 m MD.
05:15 - 06:00: Had VFD-FAULT problem) on aft PRS racking arm.
06:00 - 11:00: The upper racking arm on the aft PRS could not move because brakes were locked. Meanwhile installed TIW on string and function tested BOP at low pressure.
11:00 - 22:30: Removed TIW and installed XO to 5 1/2" DP. Changed handling equipment to 5 1/2". RIH with 4 1/2" TCP guns on 5 1/2" DP from 1311 m to 3310 m MD. Up weight 212 MT down weight 129 MT.
22:30 - 00:00: Tagged tol at 3315. 7 m MD and landed no-go locator on top of PBR. Sat down 5 MT. Pulled to up-weight and marked the string 1. 9 m stretch in string). Reciprocated string 10 times to orientate the guns. Tagged tol again at 3315. 6 m and landed no-go locator on top PBR. Sat down 5 MT. Pulled to up-weight and verified mark on string. Po 9 m with 4 1/2" TCP guns to locate top shot at 3130 m MD. Slacked off weight by releasing 0. 5 m stretch in string. Held tool box meeting before pressuring up the well when reciprocating string.

24-hour summary: Repaired PRS racking arm. Ran perforation guns from 1311 m to 3303 m MD. Correlated guns with PBR no-go. Sat MAXR gun hanger. POOH with MAXR setting tool on 5 1/2" DP from 3305 to 1802 m MD.