bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 03:00: Installed riser centralizers, tension ring and tension cylinders. Meanwhile pressure tested BOP on stump to 20 345 bar 5 10 minutes.
03:00 - 03:15: Performed pre-job meeting prior to cut and bevel riser.
03:15 - 06:30: Rigged up production riser cutting tool.
06:30 - 07:15: Cut production riser. At 07 15 hrs informed production to shut down prior to recovering cut off piece.
07:15 - 08:30: Waited on production to shut down. Meanwhile prepared to run multibowl WH.
08:30 - 09:15: Pulled cut off riser piece to drill floor and laid out same. Commenced bevelling of production riser.
09:15 - 10:15: Bevelled production riser edge. Meanwhile picked up and prepared BOP riser joint.
10:15 - 11:15: Made up BOP riser joint to multibowl in well center.
11:15 - 12:00: Picked up BOP joint and multibowl. Removed master bushings and split hatch cover. Ran multibowl and BOP joint through rotarty on chain slings. Landed out multibowl onto surface riser.
12:00 - 12:15: Performed pre-job meeting.
12:15 - 14:30: Tested multibowl BT and FS seals. Energized plastic in upper and lower BT seals and tested same. Meanwhile tested BOP to 20 345 bar 5 10 minutes.
14:30 - 15:00: Energized multibowl slips. Performed 5 ton overpull test, OK.
15:00 - 15:30: Installed moonpool hatches around production riser.
15:30 - 19:00: Installed multibowl annulus valves and tested same to 30 345 bar 5 10 minutes. Meanwhile erected scaffolding around BOP riser joint. Removed chains from BOP riser joint and pulled same to rigfloor. Prepared for nippling up BOP.
19:00 - 19:15: Performed pre-job meeting prior to nipple BOP.
19:15 - 23:45: Moved BOP to well center and landed same onto riser. Made up nt2 connector. Picked up and ran slick joint, made up same to BOP. Installed diverter. Connected tension system and energized same. At 22 30 informed production to resume according to simops.
23:45 - 00:00: Cleaned and cleared rigfloor.

24-hour summary: Cut and bevelled riser tension joint. Installed multibowl and surface riser. Nippled up BOP.
Hourly activities:
00:00 - 00:15: Cleaned and cleared rigfloor.
00:15 - 00:30: Held pre-job meeting prior to running bowl protector
00:30 - 01:30: Picked up bowl protector running tool and made up to 5 1/2" DP. RIH and installed bowl protector in multibowl WH. POOH and broke out bowl protector RT.
01:30 - 04:30: Picked up and made up jetsub to 5 1/2" DP. RIH with jetsub assembly to 150 meter. Pumped 14 m3 hi-visc pill and chased same with SW at 1800 liter/min, 7 bar. Picked up slowly from 150 m to 130 m while circulating SW at 1330 liter/min, 5,5 bar. POOH with jetsub assembly and laid out same.
04:30 - 06:45: Picked up and RIH with annulus insert retrieval tool from surface to 139,81 meter. Pulled annulus insert free. Displaced riser to brine at 1800 liter/min, 2,5 bar. POOH with annulus insert retrieval tool and insert, laid down same.
06:45 - 07:00: Cleared and cleaned rigfloor.
07:00 - 07:15: Performed pre-job meeting with oncoming crews.
07:15 - 08:30: RIH with bowl protector retrieval tool and attempted to retrieve bowl protector from multibowl WH. POOH with retrieval tool, bowl protector not engaged to retrieval tool. RIH with bowl protector retrieval tool and retrieved bowl protector from multibowl WH at 20,87 meter.
08:30 - 08:45: Performed pre-job meeting prior to rig up handling equipment.
08:45 - 18:15: Rigged up handling equipment for 10 3/4" tie-back casing. Picked up and made up DQ adjustable tool.
18:15 - 18:30: Held pre-job meeting prior to run 10 3/4" tie-back casing.
18:30 - 19:00: Picked up 10 3/4 tie-back adapter and inspected same.
19:00 - 19:15: Performed pre-job meeting with oncoming crews prior to run 10 3/4" tie-back casing.
19:15 - 20:45: Picked up and RIH with 10 3/4" tie-back string from surface to 107,5 meter.
20:45 - 23:30: Not able to pick up 10 3/4" hanger from main deck due to wind speeds above crane operational limitations. Held toolbox talk prior to pick up hanger.
23:30 - 00:00: Picked up 10 3/4" surface hanger with adjustment sub.

24-hour summary: Installed bowl protector in multibowl WH. Retrieved annulus insert from subsea WH. Displaced riser to 1,03 SG brine. Retrieved multibowl bowl protector. Ran 10 3/4" tie back string.
Hourly activities:
00:00 - 01:00: Displaced riser from 1,03 SG packer fluid to 1,32 SG OBM.
01:00 - 02:15: RIH with safe lock plug RT on 5 1/2" DP from 170 m to 637 m.
02:15 - 02:45: At 637 meter made up TDS and commenced circulation with 200 liter/min, 15 bar. Pulled back to 627 meter. Increased flow rate to 2500 liter/min, 46 bar and displaced hi-visc pill out of well. Decreased rate to 250 liter/min, 10 bar and washed back down to 640,4 meter. Increased flow rate to 2500 liter/min, 47 bar for three minutes to remove any debris from plug.
02:45 - 03:15: Continued to wash down with 150 liter/min to top of plug at 642,4 m. Latched onto plug. Set down 10 ton on plug, rotated string 3/4 RH turn, took 15 ton overpull. Slacked off 2 ton weight and applied 35 bar, observed pressure drop to 4,8 bar. Took 2 ton overpull and rotated 30 clockwise turns to release plug. RIH past plug setting depth to verify plug retrieved and free, OK
03:15 - 04:30: Circulated bottom up with 1000 liter/min, 26 bar.
04:30 - 07:00: Performed flow check for 10 minutes, OK. POOH with safe lock plug on 5 1/2" DP from 640 m to surface with restricted speed. Inspected safe lock plug and laid out same.
07:00 - 07:15: Performed pre-job meeting.
07:15 - 11:15: Cleared rigfloor from excess equipment. Laid out 10 3/4" casing handling equipment and various WH tools. Picked up running tools and plugs for operations.
11:15 - 11:45: Rigged up 3 1/2" DP handling equipment.
11:45 - 12:00: Held pre-job meeting prior to make up BHA.
12:00 - 15:15: Picked up mill assembly and broke off mill, made up 6" bit with bitsub and float. RIH from surface to 105 meter.
15:15 - 23:30: Picked up 3 1/2" DP singles while RIH with 6" clean out BHA from 105 m to 940 m. Average tripping speed 98 meter/hour.
23:30 - 00:00: Filled pipe at 940 meter.

24-hour summary: Retrieved safe lock plug. RIH with 6" clean out BHA.
Hourly activities:
00:00 - 06:00: Picked up 3 1/2" DP singles while RIH with 6" clean out BHA from 940 m to 1504 m. Average tripping speed 93 meter/hour.
06:00 - 06:30: Changed from 3 1/2" to 5 1/2" DP handling equipment.
06:30 - 07:30: RIH with 6" clean out BHA on 5 1/2" DP from 1504 m to 1994 m. Average tripping speed 488 meter/hour.
07:30 - 07:45: Emptied trip tank. Made up TDS and filled pipe.
07:45 - 08:15: RIH with 6" clean out BHA on 5 1/2" DP from 1994 m to 2317 m. Average tripping speed 646 meter/hour.
08:15 - 08:30: Emptied trip tank.
08:30 - 08:45: RIH with 6" clean out BHA on 5 1/2" DP from 2317 m to 2721 m. Average tripping speed 700 meter/hour.
08:45 - 09:00: Emptied trip tank.
09:00 - 09:15: RIH with 6" clean out BHA on 5 1/2" DP from 2721 m to 3000 m. Average tripping speed 710 meter/hour.
09:15 - 09:30: Emptied trip tank.
09:30 - 10:00: RIH with 6" clean out BHA on 5 1/2" DP from 3000 m to 3325 m. Average tripping speed 650 meter/hour.
10:00 - 10:15: Emptied trip tank.
10:15 - 10:45: RIH with 6" clean out BHA on 5 1/2" DP from 3325 m to 3649 m. Average tripping speed 648 meter/hour.
10:45 - 11:00: Emptied trip tank.
11:00 - 11:30: RIH with 6" clean out BHA on 5 1/2" DP from 3649 m to 4010 m. Average tripping speed 722 meter/hour.
11:30 - 12:45: Emptied trip tank. Problems with empty trip tank due to thick mud. Made up TDS and filled pipe, broke circulation with 550 liter/min, 75 bar, circulated 15 minutes.
12:45 - 13:30: RIH with 6" clean out BHA on 5 1/2" DP from 4010 m to 4600 m. Average tripping speed 786 meter/hour.
13:30 - 16:15: Made up TDS and established circulation. Washed and scraped from 4600 m to 4626 m with 500-950 liter/min, 95-205 bar, made three passes of interval. Circulated 1 x bottoms up with 885 liter/min, 209 bar. Reciprocated pipe between 4625 m and 4600 m. RIH with 6" clean out assembly and tagged landing collar at 4630 m, sat down 4 ton. No cement observed in returns.
16:15 - 16:30: POOH with 6" clean out BHA on 5 1/2" DP from 4630 m to 4602 m.
16:30 - 16:45: Flow checked well for 15 minutes, static.
16:45 - 17:15: Made up TDS and pumped 4 m3 1,62 SG slug, chased same with 4,5 m3 1,32 SG OBM.
17:15 - 18:15: POOH with 6" clean out BHA on 5 1/2" DP from 4602 m to 3772 m. Restricted tripping speed to 1 minute stand.
18:15 - 18:30: Filled trip tank.
18:30 - 19:00: POOH with 6" clean out BHA on 5 1/2" DP from 3772 m to 3531 m. Restricted tripping speed to 1 minute stand.
19:00 - 19:15: Performed pre-job meeting.
19:15 - 20:30: POOH with 6" clean out BHA on 5 1/2" DP from 3531 m to 2276 m. Restricted tripping speed to 1 minute stand until past 3100 meter
20:30 - 20:45: Filled trip tank.
20:45 - 21:15: POOH with 6" clean out BHA on 5 1/2" DP from 2276 m to 1634 m. Average tripping speed 890 meter/hour.
21:15 - 21:30: Held pre-job meeting.
21:30 - 22:45: Changed from 5 1/2" to 3 1/2" DP handling equipment. Commenced POOH with 6" clean out assembly on 3 1/2". While racking first 3 1/2" DP stand, the stand slipped out of the PRS claw and leaned against the derrick.
22:45 - 00:00: Recovered stand back into PRS.

24-hour summary: Performed clean out run.
Hourly activities:
00:00 - 01:45: Recovered stand back into PRS. Inspected PRS, replaced broken split pin in claw.
01:45 - 02:15: Installed PS-21 power slips.
02:15 - 04:30: POOH with 6" clean out BHA on 3 1/2" DP from 1634 m to 1120 m. Average tripping speed 295 meter/hour. Observed stuck finger in 3 1/2" DP fingerboard.
04:30 - 05:00: Repaired stuck finger in 3 1/2" DP fingerboard.
05:00 - 07:00: POOH with 6" clean out BHA on 3 1/2" DP from 1120 m to 392 m. Average tripping speed 364 meter/hour.
07:00 - 07:15: Performed TBT with day shift for POOH on 3 1/2" DP.
07:15 - 09:00: POOH w/ 6" clean out BHA on 3 1/2" DP from 392 m to 105 m. Avg. Tripping speed 164 m/hr. Controlled tripping speed to ensure stands correctly latched in fingerboard.
09:00 - 09:15: Performed TBT for l/o 6" BHA.
09:15 - 11:00: POOH and l/d 6" clean out BHA.
11:00 - 11:15: Cleaned and cleared rig floor.
11:15 - 11:30: Performed TBT for pressure testing well.
11:30 - 12:15: Attempted to pressure test well to 253 bar w/ 1,32 SG OBM. Observed pressure drop from 243 bar to 160 bar. Bled down pressure.
12:15 - 12:30: Performed TBT for m/u interwell me plug assy.
12:30 - 12:45: Removed master bushing and installed ps21.
12:45 - 13:45: P/u and m/u the 7" me plug as per interwell instructions using the foxhole. M/u 3 1/2" DP stand to plug RT.
13:45 - 14:45: RIH w/ me plug on 3 1/2" DP from surface to 235 m. Avg. Tripping speed 235 m/hr.
14:45 - 15:00: Emptied t/t.
15:00 - 15:45: RIH on 3 1/2" DP from 235 m to 465 m. Avg. Tripping speed 306 m/hr.
15:45 - 16:00: Changed from ps21 to odfjell slips.
16:00 - 16:15: RIH on 3 1/2" DP from 465 m to 494 m.
16:15 - 16:45: Broke circulation w/ 225 l/min, 22 bar.
16:45 - 18:30: RIH w/ me plug on 3 1/2" DP from 494 m to 1012 m. Avg. Tripping speed 296 m/hr.
18:30 - 19:00: Broke circulation w/ 200 l/min, 25 bar.
19:00 - 20:30: RIH w/ me plug on 3 1/2" DP from 1012 m to 1529 m. Avg. Tripping speed 345 m/hr.
20:30 - 21:15: Changed to 5 1/2" handling equipment. Broke circulation.
21:15 - 22:15: RIH w/ me plug on 5 1/2" DP from 1529 m to 2012 m. Avg. Tripping speed 483 m/hr.
22:15 - 22:45: Broke circulation w/ 200 l/min, 28 bar.
22:45 - 23:30: RIH 5 1/2" DP from 2012 m to 2421 m. Avg. Tripping speed 545 m/hr.
23:30 - 00:00: Stopped RIH due to wind speed above limit for PRS 65 kts). Wow.

24-hour summary: POOH with 6" clean out BHA on 3 1/2" DP. L/o BHA. Attempted to p/t well without success. M/u and RIH with 7" me plug on 3 1/2" DP. Changed handling equipment and RIH with plug on 5 1/2" DP to 2421 m. Wow due to wind speed above PRS operating limit.
Hourly activities:
00:00 - 03:00: Wow, wind speed above PRS limit 65 kts). Monitored well on t/t. Broke circulation w/ 120 l/min, 28 bar.
03:00 - 03:45: RIH w/ 7" me plug on 5 1/2" DP from 2421 m to 2821 m.
03:45 - 04:45: Experienced problems with aft iron roughneck. Isolated IRN and investigated failure. Meanwhile broke circulation w/ 120 l/min, 28 bar.
04:45 - 07:45: Repaired aft IRN. Meanwhile monitored well on t/t.
07:45 - 08:45: RIH w/ me plug on 5 1/2" DP from 2821 m to 3345 m. Avg. Tripping speed 524 m/hr.
08:45 - 09:00: Broke circulation w/ 150 l/min, 28 bar.
09:00 - 10:00: RIH on 5 1/2" DP from 3345 m to 3872 m. Avg. Tripping speed 527 m/hr.
10:00 - 10:30: Broke circulation w/ 150 l/min, 29 bar.
10:30 - 11:15: RIH on 5 1/2" DP from 3872 m to 4315 m. Avg. Tripping speed 590 m/hr.
11:15 - 11:30: Broke circulation w/ 120 l/min, 30 bar.
11:30 - 12:15: RIH on 5 1/2" DP from 4315 m to 4598 m. Avg. Tripping speed 377 m/hr.
12:15 - 12:45: Dropped ball and m/u TDS to last stand.
12:45 - 14:00: RIH to 4625 m, pulled up to setting depth 4621 m with plug seals at 4620 m. Pumped ball with 170 l/min, 40 bar and set plug as per interwell instructions. Load tested the plug with 5 t down weight.
14:00 - 14:15: Performed TBT for pressure testing.
14:15 - 15:30: Lined up and pressure tested the surface lines. Pressure tested the 7" me plug against upper pipe ram to 253 bar/ 10 min. Pumped 1832 l, bled back 1772 l.
15:30 - 16:00: Flowchecked, well stable.
16:00 - 17:00: Pulled stand wet. Pumped slug and chased same.
17:00 - 18:15: POOH on 5 1/2" DP from 4598 m to 4072 m. Avg. Tripping speed 420 m/hr.
18:15 - 18:45: Pumped slug and chased same.
18:45 - 21:45: POOH w/ me plug RT on 5 1/2" DP from 4072 m to 1529 m. Avg. Tripping speed 848 m/hr.
21:45 - 22:15: Changed to 3 1/2" handling equipment.
22:15 - 22:30: Performed TBT for pulling and racking 3 1/2" DP stands.
22:30 - 00:00: POOH w/ me plug RT on 3 1/2" DP from 1529 m to 850 m. Avg. Tripping speed 453 m/hr.

24-hour summary: Wow, wind speed above PRS operational limit. RIH w/ 7" me plug on 5 1/2" DP. Repaired aft iron roughneck. RIH w/ 7" me plug to 4620 m. Set plug and pressure tested same to 253 bar/ 10 min. POOH with plug RT on 5 1/2" DP to 1529 m. Changed handling equipment. POOH on 3 1/2" DP to 850 m.
Hourly activities:
00:00 - 02:15: POOH w/ me plug RT on 3 1/2" DP from 850 m to surface. Avg. Tripping speed 378 m/hr.
02:15 - 02:45: Broke 3 1/2" DP stand and RT in foxhole. L/d plug RT.
02:45 - 03:30: Changed handling equipment to 5 1/2". Cleaned and cleared rig floor. Note further operations for suspending f-15 d will be reported on f-1b well intervention.

24-hour summary: POOH and l/o me plug RT. Cleaned and cleared rig floor. Note further operations to supend f-15 d will be reported on f-1 b well intervention.
Hourly activities:
08:30 - 09:00: Installed walkways and stair after skidding cantilever from f-1 to f-15 slot. Note from 00 00-08 30 reported on f-1 b
09:00 - 13:00: Cleared rig floor of AWS and SLB equipment from f-1 b well intervention, packed same for backload.
13:00 - 15:30: Performed TBT. Rigged up, slipped and cut drill line. Cleaned and cleared rig floor. Performed brake calibration test. Meanwhile backloaded w/l equipment.
15:30 - 19:00: Errected scaffold access stairwell and handrails in moonpool. Meanwhile installed shackles and chains on bails. P/u BOP riser and landed same in set back. Prepared hatches on f-15 slot. Backloaded cargo. Re-installed flowline covers.
19:00 - 19:15: Performed TBT prior to changing hatches on wellhead module.
19:15 - 21:00: Removed bolts from full hatch, lifted hatch from slot f-15. Installed split hatches and m/u same. Informed production department at 20 00 hrs to shut in wells as per simpops procedure.
21:00 - 22:00: Waited on production department to confirm wells depressurized. Meanwhile prepared for installation of BOP riser and arranged equipment on pipe deck.
22:00 - 23:00: Received note from production department. Lowered BOP riser joint to mulitbowl. M/u riser joint.
23:00 - 23:30: Fit split covers on hatch. Performed TBT for building scaffold around BOP riser joint.
23:30 - 00:00: Built scaffold around riser to m/u nt2 connector.

24-hour summary: Skidded cantilever from slot f-1 to f-15. Completed well intervention on f-1 b. Packed and backloaded wireline and intervention equipment. Performed slip cut. Lowered BOP riser joint and m/u same to multibowl.
Hourly activities:
00:00 - 02:00: Built access scaffold around BOP riser joint in moonpool.
02:00 - 03:00: Lifted BOP from stump. Skidded BOP to well centre.
03:00 - 03:45: Held TBT and skidded cantilever to allign BOP with well center.
03:45 - 04:00: Landed BOP on riser.
04:00 - 04:30: Lowered and landed slick joint on BOP. M/u same. Informed production department at 04 20 hrs. To re-start production as per simops procedure.
04:30 - 05:15: M/u nt2 connector
05:15 - 07:00: M/u slick joint and installed BOP tensioners. Meanwhile picked up diverter.
07:00 - 07:15: Performed TBT with day shift.
07:15 - 08:30: Installed remaining tensioners.
08:30 - 10:00: Alligned BOP and installed diverter.
10:00 - 10:30: Filled riser and BOP with SW.
10:30 - 11:15: Pressure tested riser and BOP connector against safelock plug to 20/345 bar 5/10 min.
11:15 - 11:45: R/d and layed out diverter chains and bridle. Cleared rig floor.
11:45 - 12:00: P/u and m/u archer safelock plug retrieval tool.
12:00 - 12:15: Installed ps21 slips.
12:15 - 14:00: RIH w/ safelock RT on 5 1/2" DP from surface to 610 m. Avg. Tripping speed 349 m/hr.
14:00 - 14:30: Washed in from 610 m to 628 m w/ 200 l/min, 9 bar. At 628 m circulated out hivis pill with 2400 l/min and 48 bar.
14:30 - 15:30: Engaged plug as per archer instructions. Used several attempts with 10 t set down weight. Confirmed latch with 10 t overpull.
15:30 - 15:45: Opened ball valve and observed pressure drop. Released plug and allowed element to retract. RIH to 635 m to confirm plug free.
15:45 - 16:00: Flowchecked, well stable.
16:00 - 17:45: POOH w/ safelock plug on 5 1/2" DP from 630 m to 40 m. Reduced speed while tripping due to winds close to PRS operating limit.
17:45 - 18:00: Removed ps21 slips and installed master bushing.
18:00 - 18:15: POOH and l/d the 9 5/8" safelock plug and RT. Inspected same, no damage.
18:15 - 18:30: Cleaned and cleared rigfloor.
18:30 - 19:15: R/u 3 1/2" handling equipment for clean-out BHA.
19:15 - 19:30: Performed TBT.
19:30 - 19:45: M/u 6" cement mill to clean-up assembly and magnets for 7" liner).
19:45 - 20:30: RIH w/ clean-out assy on 3 1/2" DP from surface to 215 m. Reduced running speed due to high wind.
20:30 - 20:45: Removed master bushing and installed ps21 slips.
20:45 - 23:15: RIH on 3 1/2" DP from 215 m to 1430 m. Avg. Tripping speed 486 m/hr. Reduced running speed due to high wind.
23:15 - 23:30: Installed rotator on bails.
23:30 - 00:00: Waited on weather to p/u clean-out assembly mill, well commissioner, magnets). Wind speed above crane limit. Meanwhile cleaned in drilling areas, performed high wind checks and housekeeping.

24-hour summary: N/u BOP and diverter. Pressure tested BOP to 345 bar. Retrieved 9 5/8" safelock plug. M/u and RIH with clean-out assy to 1430 m. Wow to p/u assy wind speed above crane limit.
Hourly activities:
00:00 - 06:00: Waited on weather to p/u clean-out assembly Wind speed above crane limit. Meanwhile cleaned in drilling areas, performed high wind checks and housekeeping.
06:00 - 07:00: P/u and m/u clean-out assembly commissioner).
07:00 - 07:15: Performed TBT with day shift for picking up BHA.
07:15 - 08:30: Lifted assy with PDM. P/u and m/u same.
08:30 - 09:30: Wow to pick up assy wind speed above crane limit.
09:30 - 10:30: P/u and m/u assembly and RIH to 1463 m.
10:30 - 10:45: Broke circulation at 1463 m w/ 600 l/min, 72 bar.
10:45 - 11:30: RIH w/ clean-out BHA on 5 1/2" DP from 1463 m to 1990 m. Restricted speed to 1 min/stand.
11:30 - 11:45: Broke circulation at 1990 m w/ 600 l/min, 55 bar.
11:45 - 12:45: RIH on 5 1/2" DP from 1990 m to 2500 m. Restricted speed to 1 min/stand.
12:45 - 13:00: Broke circulation at 2500 m w/ 600 l/min, 56 bar.
13:00 - 14:00: RIH on 5 1/2" DP from 2500 m to 2960 m. Restricted speed to 1 min/stand.
14:00 - 14:15: Broke circulation at 2960 m w/ 600 l/min, 56 bar.
14:15 - 14:45: RIH on 5 1/2" DP from 2960 m to 3158 m. Restricted speed to 1 min/stand.
14:45 - 15:00: Broke circulation at 3158 m w/ 500 l/min, 37 bar.
15:00 - 15:15: Washed in from 3158 m to 3197 m w/ 500 l/min, 36 bar, 20 RPM, 13 KNM.
15:15 - 16:15: RIH on 5 1/2" DP from 3197 m to 3562 m.
16:15 - 16:30: Broke circulation at 3562 m w/ 600 l/min, 51 bar.
16:30 - 17:30: RIH on 5 1/2" DP from 3562 m to 4086 m.
17:30 - 17:45: Broke circulation at 4086 m w/ 600 l/min, 72 bar.
17:45 - 19:00: P/u and m/u clean-up assembly RIH to 4098 m.
19:00 - 20:00: RIH on 5 1/2" DP from 4098 m to 4560 m.
20:00 - 20:30: Scraped packer area. Reciprocated string 15 m in packer area, 40 RPM 16 KNM and pumping w/ 600 l/min/ 108 bar.
20:30 - 21:00: M/u last stand. Entered PBR with polish mill, tagged w/ 3 t at 4607,4 m. Pollished PBR as per program.
21:00 - 22:30: Circulated the 7" liner w/ 1000 l/min, 267 204 bar, 60 RPM. Reciprocated string. Circulated 4x liner volume. While circulating, performed TBT for pumping base oil and inflow testing the 7" liner.
22:30 - 22:45: Landed string on PBR, sheared mfctc tool w/ 17 t as per swaco SPS instructions. Verified tool in open position.
22:45 - 00:00: Established circulation. Circulated and conditioned mud w/ 3500 l/min, 278 250 bar. Rotated string with 90 RPM, 11-15 KNM.

24-hour summary: Wow to p/u clean-out assembly. RIH with clean-out BHA. Scraped packer setting area and polished 7" liner PBR. Circulated and conditioned mud.