bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 02:30: Cont. POOH with core barrel to 3555m. Worked tight spot at 3670m.
02:30 - 06:00: Flow checked in 9 5/8" casing shoe, negative. Cont. POOH to 1667m.
06:00 - 06:30: Re-arranged set-back in derrick.
06:30 - 08:30: Continued POOH with core no. 3 to 1260m. Monitored 11 ppm h2s inside the pipe. Prepared h2s equipment. Continued POOH to 717m. H2s in pipe from 9 ppm to 17 ppm.
08:30 - 09:30: Installed maersk h2s safety equipment on rig floor.
09:30 - 12:00: Continued POOH from 717m. Measured h2s-levels on the drill floor and in the pipe no h2s detected on drill floor, between 6 ppm and 15 ppm in the pipe. Pipe came wet at 545m, no h2s detected thereafter. Prepared breathing apparatus. Pulled core barrel to surface. Broke core head. No h2s.
12:00 - 13:30: L/d inner barrel. Racked outer barrel in derrick. Recovered 28,15m core,100
13:30 - 14:30: M/u spring loaded BOP test tool and RIH to 105m.
14:30 - 18:00: Tested BOP on blue pod tested rams and lap to 20/345 bar for 5/10 min and uap to 20/240 bar for 5/10 min. Functiontested on yellow pod.
18:00 - 18:30: Attempted functioning UPR and MPR with acoustic from the bridge, got erratic response/no verification of operation. Verified closed rams by opening same from the koomey unit.
18:30 - 19:00: Functioned UPR and MPR with acoustic system from cellar deck, OK.
19:00 - 19:30: POOH with spring loaded tool. L/d same.
19:30 - 22:30: Pressure tested stab-in valve, TDS inside BOP'S, kelly hose and standpipe valve to 20/345 bar, 5/10 mins.
22:30 - 23:30: M/u 8 1/2" bit and triple combo MWD-TOOL.
23:30 - 00:00: Attempted testing MWD-TOOL, negative loss of contact in junction box for test cable. Repaired same.

24-hour summary: POOH with core no. 3. 9-17 ppm h2s from pipe. No h2s in core. Tested BOP. M/u BHA no. 26 including triple combo MWD-TOOL, RIH to 3144m.
Hourly activities:
00:00 - 01:00: Tested MWD. Installed radioactive source.
01:00 - 06:00: Continued m/u BHA no. 26 and RIH to 3144m. Filled pipe/broke circulation each 600m.
06:00 - 07:00: Cont. RIH with 8 1/2" rotary assembly to 3560m. Filled pipe and broke circulation each 600m.
07:00 - 08:30: Circulated to condition mud.
08:30 - 09:00: Cont. RIH to 3608m.
09:00 - 11:00: Logged with triple combo MWD-TOOL from 3608m to 3655m.
11:00 - 12:00: Cont. RIH to 4297m. Filled pipe.
12:00 - 15:30: Broke circulation. Logged with MWD-TOOL from 4313m to 4383m.
15:30 - 00:00: Drilled/surveyed 8 1/2" hole from 4383m to 4453m. Flow checked at 4392m and 4415m, negative.

24-hour summary: RIH with 8 1/2" rotary assembly including triple combo MWD. Re-logged heimdal and draupne/ hugin formations with MWD-TOOL. Drilled/surveyed from 4383m to 4503m.
Hourly activities:
00:00 - 06:00: Continued drilling/surveying 8 1/2" hole from 4453m to 4503m. Flow checked at 4487m, negative.
06:00 - 08:30: Drilled/surveyed 8 1/2" hole from 4503m to 4527m.
08:30 - 10:00: Circulated hole clean due to high torque and poor hole cleaning.
10:00 - 00:00: Drilled/surveyed 8 1/2" hole from 4527m to TD at 4641m.

24-hour summary: Drilled/surveyed 8 1/2" hole from 4503m to TD at 4641m. Circulated hole clean. POOH to 3672m. Worked tight spot at 3672m.
Hourly activities:
00:00 - 03:00: Circulated hole clean. Flow checked, negative.
03:00 - 06:00: POOH to 3672m for wiper trip to 9 5/8" casing shoe. Worked tight spot at 3672m. MAX 30 ton overpull.
06:00 - 06:30: Continued POOH from 3672m to 3546m.
06:30 - 07:00: Installed circulating equipment and circulated at 3650m. Circulated with 46 SPM and 50 bar.
07:00 - 08:00: Slipped and cut drill line.
08:00 - 11:00: Rigged down circulation equipment. RIH and worked tight spots from 3650m to 3656m and from 3664m to 3670m. RIH to 4612m,
11:00 - 13:30: Broke circulation and tagged bottom at 4641m. Circulated hole clean.
13:30 - 16:00: POOH from 4641m to 3546m and flow checked 15 min.
16:00 - 23:30: POOH. Laid down MWD tool and stabs. Laid down core barrel from derrick.
23:30 - 00:00: Rigged up atlas wireline.

24-hour summary: POOH to 3546m. Circ while slip and cut drill line. RIH and worked tight spots from 3650m to 3656m and from 3664m to 3670m. RIH and tag at 4641m. Circ hole clean. POOH. Flowchecked at 3546m. RU atlas wireline. Ran log no 1.
Hourly activities:
00:00 - 01:30: Finished rigging up atlas wireline.
01:30 - 06:00: Ran log no 1. Difl/ac/zdl/cn/gr/cht. In at 01 45 hrs.
06:00 - 09:00: Continued log run no 1. To 9 5/8" shoe. RIH to 3725m. Logged repeat section from 3725m to 3697m. Unable to pass 3697m. Top of tool at 3664. 5m.
09:00 - 12:30: Made several attemts to free stuck logging tools by working cable with MAX 6000 lbs overpull. Kept cable in tension while working caliper arm.
12:30 - 17:00: Rigged down atlas wireline equipment on rig floor. Installed t-bar in rotary and cut cable 5m above RKB. Prepaired and made up catcher, attached same and performed pulltest. Installed top sheave at crown. Made up over shot to 5" HWDP.
17:00 - 18:30: Fead catcher through DP and RIH with over shot assembly.
18:30 - 19:00: Had problems with gear box on atlas wireline unit.
19:00 - 00:00: Continued RIH with overshot assembly to 804m.

24-hour summary: Continued log no 1 to 9 5/8" shoe. Became stuck while performing repeat section at 3697m. Rigged up to retrieve logging tools with DP. Fed catcher through DP and RIH with overshot assy. Repaired wireline winch gear box. Continued RIH with overshot assy.
Hourly activities:
00:00 - 06:00: Continued RIH with overshot assembly to 2100m. Broke circulation and reterminated catcher at 1200m.
06:00 - 12:30: Continued RIH with overshot to 3530m. Broke circulation and checked cable head at 2400m and 3530m.
12:30 - 14:30: Made up pump-in sub and stuffing box assy on a stand and racked same back in derrick. Picked up one single for space out.
14:30 - 15:30: Continued RIH with overshot to 3656m.
15:30 - 17:00: Made up circulation stand. Installed inserts for stuffing box and rigged up circulation hose.
17:00 - 20:30: Broke circulation with 7 SPM and 23 bar. RIH and engaged fish at 3675m. Pulled back 3m to ensure engagement of fish. POOH to 3512m. Bottom of fish at 3545,5m.
20:30 - 22:30: While replacing transmission on atlas unit tensioned up, reterminated and landed cable in drill pipe. Slugged pipe.
22:30 - 23:30: Prepared to break weak point on cable head. Latched t-bar in elevator and pulled cable free with 5 ton overpull.
23:30 - 00:00: Connected cable ends together to pull cable out of hole.

24-hour summary: RIH and latched onto logging tools. Replaced broken transmission on atlas unit. Broke weakpoint in cablehead with 5 ton overpull. POOH with cable. Rigged down atlas wireline. POOH with overshot and toolstring.
Hourly activities:
00:00 - 01:00: Pulled cable out of hole. cable broke at weekpoint as intended.
01:00 - 02:30: Rigged down atlas wireline and prepared to POOH with drillpipe.
02:30 - 06:00: POOH with overshot and logging tools from 3512m to 900m.
06:00 - 07:30: Continued POOH with overshot and logging tools.
07:30 - 09:30: Recovered toolstring from overshot. Removed radioactive sources and laid down logging tools.
09:30 - 10:30: Rigged down atlas wireline, re-arranged set-back and cleared rig floor.
10:30 - 17:30: Made up 8 1/2" clean-out assembly and RIH to 4630m. Broke circulation and filled pipe every 850m.
17:30 - 22:30: Broke circulation. Tagged bottom at 4641m, circulated and conditioned mud prior to POOH, to run 7" liner.
22:30 - 00:00: POOH to run 7" liner.

24-hour summary: Finished POOH with over shot and toolstring. Rigged down atlas wireline. Made up cleanout assy. RIH to TD. Attemted to POOH, had to work tight spots at 4515m, 4454m and 4415m. RIH to TD. Backreamed OOH from 4641m to 4408m. Tight spot at 4415m. When working on tightspot at 4408m, SCR'S on top drive failed. Troubleshooting SCR'S.
Hourly activities:
00:00 - 02:00: Continued POOH. Reamed tight spot at 4515m, 4454m and 4415m. With MAX 30 tonn overpull. Had problems with stalling rotary. RIH to TD at 4641m.
02:00 - 05:00: Backreamed out of hole from 4641m to 4408m. Had to work tight spot at 4415m.
05:00 - 06:00: Worked tight spot at 4408m when SCR'S for top drive failed. Circulated and worked string while troubleshooting SCR systems. Unable to pass 4408m.
06:00 - 13:00: Continued backreaming out of hole from 4408m to 3569m.
13:00 - 14:00: Circulated BTM'S up. Flowchecked, negative.
14:00 - 22:30: Pulled out of hole form 3569m. Strapped and drifted pipe while POOH.
22:30 - 00:00: Made up cement stand and racked same back in derrick. Rigged up to run 7" casing.

24-hour summary: Finished backreaming up to 9 5/8" shoe. Circ BTM'S up. POOH. Rigged up to run 7" liner. Ran 7" casing to 351m.
Hourly activities:
00:00 - 00:30: Finished rigging up 7" casing handling equipment. Held pre-job meeting with crew.
00:30 - 06:00: Ran shoe joint, internediate joint and float collar joint. Checked float, installed landing collar. Tread locked first three connections. Ran 31 joints of 7" casing to 351m. Filled casing with 1,40 s. G. Mud evrey 5 joints while RIH.
06:00 - 17:00: Continued running 7" casing to 1441m. Filled casing with 1,40 s. G. Mud every 5 joints while RIH.
17:00 - 17:30: Installed cement plugs onto liner hanger and made up hanger to 7" casing.
17:30 - 18:30: Circulated 7" liner volume prior to running.
18:30 - 00:00: RIH with liner to 2587m. Filled pipe with 1,40 s. G. Mud every 3 stands and broke circulation every 6 stands.

24-hour summary: Ran 7" casing to 1441m and installed liner hanger. Circ CSG volume. Ran liner to 3569m. Established circ at CSG shoe. Cont running liner to 3809m.
Hourly activities:
00:00 - 04:00: Continued RIH with liner to 3569m. Filled pipe with 1,40 s. G. Mud every 3 stands and broke circulation every 6 stands.
04:00 - 04:30: Circulated at casing shoe to establish MAX rate before running into open hole. MAX rate 453 ltr at 60 bar. Recorded up and down weight.
04:30 - 06:00: Continued RIH with liner to 3809m. Filled pipe and broke circulation with 1,40 s. G. Mud every 3 stands.
06:00 - 12:00: Continued RIH with 7" liner to 4630m. Filled pipe and broke circulation with 1,40 s. G. Mud every 3 stands.
12:00 - 13:00: Broke circulation and tagged bottom at 4641m. Picked up 1m.
13:00 - 13:30: Dropped setting ball and chased same with rig pumps. Set liner hanger with 150 bar. Sheared out ballseat with 185 bar.
13:30 - 16:00: Circulated and conditioned mud prior to cement job. Rotated liner 20 RPM while circulating. MAX torque at start of rotation 32540 NM ftlbs). MAX torque during circulation 23050 NM ftlbs). Circulated with MAX 1400 LPM.
16:00 - 17:00: Rigged up cement hose. Pumped 15 m3 spacer with rig pumps. Pressure tested surface lines to 350 bar. Dropped dart for bottom plug.
17:00 - 18:30: Mixed and pumped 30,5 m3 1. 90 s. G. Cement. Dropped dart for top plug. Pumped 1,5 m3 spacer using rig pumps.
18:30 - 19:30: Displaced cement with 53,7m3 1,40 SG mud using rig pumps. Plug did not bump. Rotated liner with 40 RPM, reduced to 20 RPM towards end of displacement. MAX torque while displacing CMT 24400 NM ftlbs). No backflow.
19:30 - 21:00: Released liner running tool, no backpressure/backflow. Pulled out of hole from 3203m to 2906m.
21:00 - 22:30: Circulated bottoms up. Traces of spacer in returns.
22:30 - 00:00: POOH with liner running tool from 2906m to 1470m.

24-hour summary: Finished RIH with 7" liner. Set hanger and circ while rotating liner. Pumped spacer, mixed and pumped 30,5 m3 CMT. Displaced with 1,40 s. G. Mud using rig pumps, plug did not bump. Released running tool and pulled up 10 stands. Circ well clean. POOH and laid down 78 joints 5" DP.
Hourly activities:
00:00 - 06:00: POOH with liner running tool from 1470m to surface. Laid down 78 joints of 5" DP while POOH.
06:00 - 07:30: Laid down nodeco hanger running tool and cement stand.
07:30 - 15:00: Made up 8 1/2" bit and scraper and RIH to 2870.
15:00 - 17:30: Washed and reamed from 2870m to top of PBR at 3206m, no hard cement.
17:30 - 19:30: Circulate bottoms up, no traces of cement.
19:30 - 00:00: Slugged pipe and POOH from 3206m to 827m. Laid down 14 joints of 5" DP while POOH.

24-hour summary: Laid down hanger running tool. Made up new BHA and RIH to 2870m. Washed/reamed from 2870m to top PBR at 3206m. Circ BTM'S up. POOH and laid down 49 joints 5" DP. Tested liner lap to 70 bar/10 min. Made up 6" BHA, and picked up 3 1/2" DP while RIH.
Hourly activities:
00:00 - 03:30: Continued POOH from 827m to surface, broke bit and scraper. Laid down 49 joints 5" drillpipe while POOH.
03:30 - 04:30: Changed to slimhole handling equipment, picked up 2 joints 4 3/4" drill collars and made up 6" bit and scraper.
04:30 - 05:00: Tested liner lap to 70 bar/10 min.
05:00 - 06:00: Continued making up 6" BHA and picked up 3 1/2" drill pipe while RIH to 90m.
06:00 - 22:00: Picked up 137 joints 3 1/2" drillpipe, PBR mill and topdress mill, 9 5/8" casing scraper while running in hole from 90m to 4270m
22:00 - 22:30: Worked area from 4270m to 4305m with 7" casing scraper rotating at 66 RPM with 22000 NM torque and pumping with 890 LPM at 54 bar.
22:30 - 00:00: Washed down from 4300m and tagged top of cement at 4523m. Washing with 190 LPM, 110 bar and 60 RPM.

24-hour summary: Picked up 137 joints 3 1/2" drillpipe, PBR dressoff mill and 9 5/8" scraper while RIH scraped packer setting area from 4305m to 4270m. Washed down from 4305m and tagged TOC at 4523m. Circ well prior to drilling cement. Drilled excess CMT from 4523m to 4529m. Cleaned out shaker trays from thick mud.
Hourly activities:
00:00 - 01:30: Circulated well prior to drilling excess cement in liner, due to high circulation pressures.
01:30 - 03:00: Drilled excess sement in 7" liner from 4523m to 4529m.
03:00 - 06:00: First round circulation arrived at surface, and it was so thick it made the shaker trays overflow. Cleaned shakers from thick mud.
06:00 - 11:30: Finished cleaning shakers and flow line of thick mud.
11:30 - 14:00: Circulated remainder of thick mud out of well until surface systems were operating properly.
14:00 - 17:30: Drilled excess cement in 7" liner from 4529m to 4588m.
17:30 - 18:30: Drilled excess cement in 7" liner from 4588m to 4607m.
18:30 - 19:00: Tagged liner PBR at 3207m, circulation pressure increase of 5 bar and torque increase of 7400 8900 NM) and dressed off top of PBR.
19:00 - 20:30: Circulated well clean. Took up/down weights and torque readings.
20:30 - 00:00: Slugged pipe and POOH from 4607m to 2241m.

24-hour summary: Finished cleaning shakertrays and flowline of thick mud. Circulated remainder of thick mud out of well. Drilled excess cement from 4529m to 4607m. Dressed off top of PBR at 3207m. Circ well clean. Slugged pipe and POOH.
Hourly activities:
00:00 - 06:00: Continued POOH from 2241m to surface. Laid down scrapers, PBR mill, topdress mill, junk basket and broke bit while POOH. Nothing in junk basket. NB float missing on floor NB
06:00 - 08:00: Rigged up to run GR/CCL/CBL/VDL, rigged down same due to drill pipe float falling into well.
08:00 - 11:30: Circulated kill/choke lines and cycle rams on BOP while preparing to run CCL/JUNKBASKET/GAUGERING.
11:30 - 15:00: RIH with CCL/JUNK basket/ gaugering, experienced tool failure at 1000m. POOH and attempted to locate and repair failure. Rigged down atlas wireline.
15:00 - 20:00: Made up PBR and top dress mill with tube-lock on mill surfaces), picked up 3 joints 6 1/2" drill collars and RIH to 2770m.
20:00 - 22:30: Re-racked 3 1/2" drill pipe in derrick.
22:30 - 23:00: Continued RIH and had a single point of torque increase from 5200nm to 9600nm at 3205m, before hitting liner top at 3207m. Hit top of liner at 3207m, torque increase from 5200nm to 7400nm) and dressed same with MAX torque 11000nm.
23:00 - 00:00: Started circulating bottoms up.

24-hour summary: Rigged up to run CBL logs. Rigged down due to float falling in well. Cycled rams and rigged up to run junk basket on atlas cable. At 1000m atlas tool shorted out, POOH. RIH with PBR and top dress mill. Redressed top of liner. POOH and laid down 24 jts 5" DP.
Hourly activities:
00:00 - 01:00: Finished circulating bottoms up.
01:00 - 06:00: Slugged pipe and POOH. Laid down 24 joints of 5" drill pipe while POOH.
06:00 - 06:30: Broke PBR and top dress mill. Tubelock was gone, this indicates that it was engaged with top of liner.
06:30 - 16:00: Logged CBL/VDL/GR/CCL from 4540m to 3150m. RIH at 07 50 hrs, OOH at 1600 hrs.
16:00 - 18:30: Tested casing/liner lap to 147 bar 15 min. While rigged down CBL/VDL/GR/CCL and rigged up to run VSP/GR.
18:30 - 19:30: RIH with VSP/GR to 1000m.
19:30 - 21:30: Repaired hydraulic leak on atlas unit.
21:30 - 00:00: Continued RIH with VSP from 1000m to 3924m.

24-hour summary: Broke PBR and top dress mill. Logged CBL/VDL/GR/CCL from 4540m to 3150m. Tested linerlap to 147 bar 15 min. RIH with VSP tools to 1000m. Repaired hydraulic leak on atlas unit. Logged VSP from 3924m to 1294m.
Hourly activities:
00:00 - 06:00: Continued RIH with VSP from 3924m to 4580m. Took VSP shots from 4580m to 1294m.
06:00 - 07:00: Finished logging VSP log and POOH.
07:00 - 08:30: Rigged down VSP tools and rigged up gyro tools.
08:30 - 16:30: Ran gyro survey from 4540m to 3503m.
16:30 - 17:00: Rigged down atlas wireline.
17:00 - 18:30: Slipped and cut 32m drill line.
18:30 - 22:30: Ran in hole to 1000m and swept hole with 9m3 low reology petrofree mud followed by 10m3 ester and 50m3 seawater. Observed well on trip tank 30min. POOH
22:30 - 00:00: Made up jetsub and washed riser and BOP while RIH to wellhead. Washed across BOP/WELLHEAD area several times with 3500lpm and 30rpm. Flushed down kill/choke lines while cycled all BOP cavities. Displaced hole until returns were clean.

24-hour summary: Finished VSP log. Performed gyro log from 4540m to 3503m. Slipped and cut drill line. RIH with open ended DP and swept hole clean with ester spacer and seawater from 1000m. Made up jet sub and cleaned riser, BOP and well wead area with sea water and detergent pills. 3 1/2" elevators chosen did not work, changed same. RIH with 3 1/2" DP, had to pull out due to missing x-over.
Hourly activities:
00:00 - 04:00: Swept hole with 5m3 ester followed by 5m3 detergent pill, 15m3 seawater, 5m3 detergent pill and sea water until NTU readings were the same in and out 60). Washed riser again while POOH.
04:00 - 04:30: Had to change 3 1/2" elevators. The elevators that were mounted did not work.
04:30 - 06:00: Started RIH with 3 1/2" drillpipe, could not find a x-over needed to put 7" scraper in the middle of the 3 1/2" drill pipe. POOH. 3 1/2"if pinn x 4 1/2"full-hole pinn)
06:00 - 09:30: Picked up 7" casing scraper and RIH with 3 1/2" drill pipe to 1072m.
09:30 - 11:00: Tested surface lines against failsafe to 345 bar 5 min. Tested casing liner lap against upper pipe ram to 345 bar 15 min.
11:00 - 23:00: Continued RIH from 1072m to 4572m. Spaced out and picked up PBR packer on the way in.
23:00 - 00:00: Established circulation and stung into liner. Set PBR packer and released running tool. Pulled out 10m and painted marker on pipe to mark lowest reciprocating point.

24-hour summary: PU 7" CSG scraper and RIH with 3 1/2" DP to 1072m. Tested CSG and linerlap to 345 bar. Cont RIH from 1072m to 4572m, PU PBR packer on the way in hole. Set PBR packer. Worked CSG with 7"csg scraper from 4133m to 4103m. RIH to 4562m and rev. Circ out remainder of mud in hole. With ester spacer and detergent pill.
Hourly activities:
00:00 - 02:00: Pulled out to 4133m, worked area from 4133m to 4103m with scraper and ran back in hole to 4562m. Worked scraper by reciprocating and rotating 30 RPM. readings 21000nm while pulling and 15000nm while running in.
02:00 - 06:00: Swept well with 15 m3 ester, 10 m3 detergent pill and sea water by reverse circulation. backpressure on surface to maintain constant bottom hole pressure) pumped at 40 SPM, 175 bar and final values were 40 SPM 277 bar.
06:00 - 08:00: Continued rev circulation. Final shut in press when stopped pumping 93 bar. Bleed off press in steps to test liner/pbr negative. Observed well on trip tank for 30 min.
08:00 - 00:00: Performed torque readings. Pumped 10 m3 detergent pill followed by 15 m3 sea water, repeated operation three times. Cont pumping 10 m3 flocculant pill followed by seawater. Final NTU reading 90 NTU. Pumped 6 m3 SW, 6 m3 detergent pill followed be SW. All pills in return were routed back to slop pit. Final NTU reading 80 NTU.

24-hour summary: Rev circ, final shut in press 93 bar. Press tested casing/pbr NEG by bleeding off press in steps performed torque readings pumped detergent/ flocculant pills and sea water pumped 4,5 m3 1,36 SG brine and displaced with sea water POOH to 4340 m and displaced well to 1,15 SG nacl brine
Hourly activities:
00:00 - 01:30: Pumped 4,5 m3 1,36 SG cacl2 brine, displaced same with 30. 9 m3 sea water to place the balanced brine pill.
01:30 - 06:00: POOH from 4562 to 4340 m. Displaced well to 1,15 SG nacl brine. Lost approx 65 m3 1,15 SG brine to sea due to open drain valve in CMT unit. NTU reading on nacl in return 52 NTU.
06:00 - 07:30: Cont displacing well to 1,15 SG nacl brine. Final NTU reading 52 NTU. Performed torque readings after well displaced to brine.
07:30 - 08:30: Press tested tie-back packer/casing to 345 bar/15 min
08:30 - 17:30: Pumped 3 m3 cacl2 brine slug and POOH.
17:30 - 00:00: RIH to test BOP, test plug leaked. POOH and changed seal, RIH and attempted to test BOP, plug leaked. POOH and set plug loaded tool) to retrieve wear bushing. RIH and landed in WB with 10 MT down- weight. Closed MPR and press tested BOP 35 bar/345 bar, annular bags press tested 35 bar/240 bar

24-hour summary: Cont displaing well to 1,15 SG brine press CSG to 345 bar POOH press tested BOP cleaned piping, pits and manifolds. Cleaned derrick and rig floor
Hourly activities:
00:00 - 04:00: Cont press testing BOP. Opened MPR and POOH with test plug. Closed shear ram with accoustic from bridge, no indication on panel, checked fluid counter in koomey unit, indicated closed ram.
04:00 - 06:00: Cleaned mud pits and all lines to prepare for completion fluid. Cleaned derrick and rig floor. Press tested k/c manifold while cleaning rig.
06:00 - 00:00: Continued cleaning underneath rigfloor, pits and all lines to prepare for completion fluid. Opened up plugged drains. While cleaning press tested rig choke manifold, stand pipe to 35 bar 5 min and 345 bar/10 min.

24-hour summary: Cleaned underneath rig floor, rigfloor, derrick, pits, manifolds and piping. M/u connections/x-overs on sstt and dummy hanger
Hourly activities:
00:00 - 04:30: Continued cleaning rig floor and pits.
04:30 - 06:00: M/u dummy fluted hanger to x-overs, l/d on deck. M/u sstt to x-overs and pup joints.
06:00 - 09:00: Continued m/u sstt and lubricator valve to x-overs/pup joints
09:00 - 10:00: Cleaned rig floor. Held meeting on rig floor with personel involved in BHA running operation. Prepared to run TCP guns.
10:00 - 23:00: Prepare to run TCP guns. RIH with TCP assemblies and LPR-N valve, press tested string to 200 bar/15 min, cont RIH with test string BHA and one 4 1/2" ph6 tubing jnt. Press tested BHA to 345 bar/15 min.
23:00 - 00:00: Cont RIH with 4 1/2" ph6 tubing to 550 m. Filled string completly with 1,15 SG brine every 10 singles

24-hour summary: Cont m/u sstt and lubricator valve to x-overs/pup joints m/u TCP guns and BHA, RIH RIH with 4 1/2" test string to 1402 m
Hourly activities:
00:00 - 06:00: Cont RIH with test tubing from 550 to 1401 m
06:00 - 15:00: Cont RIH with 4 1/2" ph-6 test tubing from 1501 to 3055 m. Filled string with 1,15 SG brine
15:00 - 17:30: P/u flowhead and m/u to one single 4 1/2" ph-4 tubing, l/d same
17:30 - 18:30: Cont RIH with 4 1/2" ph4 test tubing from 3055 to 3097 m
18:30 - 19:30: Installed x-over on test standpipe
19:30 - 00:00: Cont RIH with 4 1/2" ph-4 test tubing from 3097 to 3751 m

24-hour summary: Cont RIH with 4 1/2" test tubing from 1501 to 3055 m m/u flowhead to one single test tubing cont RIH to 3097 m m/u x-over on test standpipe cont RIH to 4231 m press tested test tubing to 350 bar m/u back-up fluted hanger and RIH with test string on DP