Hourly activities:
00:00 - 00:45: Marked pipe at land off point 503,1 m. Picked up 0,98 m to position cutter at planned cut depth 500,6 m. Marked pipe. Landed string on top cut and verified space out. Filled pipe w/ 400 LPM.
00:45 - 02:00: Positioned string at cut depth. Cut FLX according to baker instructions. 100 RPM, 400 800 LPM, 5 8 KNM. Observed pressure drop, increased flow to 1000 LPM and kept cutting for 5 min. Stopped rotation and set down weight. Released FLX approx. 10 cm downwards. Repeated to set down 10 t for 10 min as per baker instructions.
02:00 - 02:15: Flow check, well stable.
02:15 - 03:15: POOH w/ modified FLX cutting BHA on 5 1/2" DP from 503 m to 33 m. Pulled wet.
03:15 - 03:30: Removed PS 21 slips and installed master bushings.
03:30 - 04:45: Pulled BHA to surface and inspected same. Removed 2 m control line from spear assy. L/d FLX cutting BHA
04:45 - 05:00: Cleaned and cleared rig floor.
05:00 - 05:15: P/u and m/u overshot assembly to retrieve DHSV/FLX assembly.
05:15 - 06:45: RIH w/ 8 3/8" overshot on 5 1/2" DP from surface to 451 m.
06:45 - 07:15: M/u TDS and took parameter, 78 t down, 81 t up. Broke circ. W/ 600 LPM, 7 bar. RIH and engaged fish with 10 RPM, 1-2 KNM. Picked string up 3 m, 5 t overpull.
07:15 - 07:45: Allowed FLX elements to relax for 30 min. Meanwhile flowchecked well. Well stable.
07:45 - 09:30: POOH with 7" tubing, DHSV and FLX assembly on 5 1/2" DP from 474 m to 7 m.
09:30 - 09:45: Changed from ps21 to manual slips. Installed master bushing.
09:45 - 10:30: Held TBT. POOH w/ overshot BHA. Disengaged from tubing as per baker procedure.
10:30 - 11:15: Allowed climbers access to derrick to complete critical work in connection with westcon survey.
11:15 - 11:30: Reset grapple and l/o overshot.
11:30 - 12:00: R/u handling equipment for pulling 7" tubing and DHSV/FLX assembly.
12:00 - 16:00: B/o tubing cut. POOH and l/o 7" pups, DHSV/FLX assemblies and tubing below FLX. Removed clamps and spooled control lines. L/o assemblies with crane.
16:00 - 16:30: R/d handling equipment. Removed control line spooling unit to deck for emptying.
16:30 - 17:00: P/u and m/u overshot and bumper sub. RIH w/ same. Installed auto slips.
17:00 - 18:00: RIH w/ 8 3/8" overshot on 5 1/2" DP from 5 m to 733 m. Avg. Tripping speed 760 m/hr.
18:00 - 18:30: M/u TDS, took parameters, up 90 t, down 85 t. RIH to 755 m and reamed over tubing cut at 761 m with 2000 LPM, 20 bar, 10 RPM, 4 KNM. Engaged tubing, 60 bar and 12 KNM torque. Picked up and pulled out of PBR. No overpull.
18:30 - 19:00: POOH with 7" tubing on 5 1/2" DP from 761 m to 732 m. Set slips. Problem to get slips to hold.
19:00 - 19:30: Held TBT. Removed ps21 slips and installed master bushing.
19:30 - 23:15: POOH with 7" tubing on 5 1/2" DP from 732 m to surface. Controlled speed as hole not taking correct volume.
23:15 - 00:00: Pulled overshot above rotary. Cleared control lines and set tubing string in slips. Released overshot and l/o same.

24-hour summary: Cut FLX-4. POOH and l/d cutting BHA RIH w/ overshot and retrieved DHSV/FLX assembly. L/o same. RIH w/ overshot and engaged 7" tubing cut at 761 m. Pulled lower completion from PBR w/o overpull. POOH with overshot BHA and lower completion.