Hourly activities:
00:00 - 02:45: RIH with 4. 5" TCP guns on 7/16" electric line from 250 to 3731 m MD. Up weight 25000 kg running weight 1550 kg.
02:45 - 03:45: Bled 52 bar WHP down to 2 bar through closed drain. Correlated guns to shooting depth using CCL. Hanging weight 2500 kg. Fired guns and perforated interval from 3682. 0 m to 3700. 5 m MD. Positiv confirmation that guns had fired, tension dropped 50 kg and WHP dropped to 0. 5 bar.
03:45 - 06:00: POOH with 4. 5" TCP perforation guns from 3680 m to OOH. Powered down logging unit at 70 m below seabed. Made pa announcement and pulled cable head into tool catcher. Closed SV to verify BHA OOH. Closed HMV. Observed no WHP. Opened bleed to closed drain as a precaution. Opened needle valve and confirmed that lubricator was empty and that the well was on vacuum.
06:00 - 08:15: Broke lubricator at in-situ sub. Bo and LD guns using sertified lifting sub. Observed that all shots had fired.
08:15 - 09:45: Perforation run megged and inspected cable. Built and tested new cable head. Checked CCL on rig floor. Shut down power to schlumberger unit according to procedure before MU perforation
09:45 - 11:45: PU gun sections from cantiliver onto HTS. Lifted guns into riser using FWD PRS. MU firing head and cal-b to gun hung off in riser and armed gun. PU toolstring and lifted into toolcatcher. Connected and hung off orientation weight and second gun sections in c-plate. Connected upper toolstring to guns hanging in toolcatcher. PU tension on toolstring and took off c-plate.
11:45 - 13:15: Connected lubricator and filled with MEG. Tested in-situ sub to 30/200 bar for 5/10 min with seawell test pump. OK. Opened HMV and observed 0 WHP. Verified trscssv was open. Opened SV. RIH with 4. 5" guns to 70 m below seabed and powered up logging unit.
13:15 - 16:15: RIH with 4. 5" TCP guns on 7/16" electric line from 250 to 3730 m MD. Up weight 2500 kg running weight 1550 kg.
16:15 - 17:15: Confirmed no WHP. Correlated guns to shooting depth using CCL. Hanging weight 2500 kg. Fired guns and perforated interval from 3651. 5 m to 3670. 0 m MD. Positiv confirmation that guns had fired, tension dropped 50 kg.
17:15 - 20:00: POOH with 4. 5" TCP perforation guns from 3650 m to OOH. Powered down logging unit at 70 m below seabed. Made pa announcement and pulled cable head into tool catcher. Closed SV to verify BHA OOH. Closed HMV. Observed no WHP. Opened bleed to closed drain as a precaution. Opened needle valve and confirmed that lubricator was empty and that the well was on vacuum.
20:00 - 22:15: Opened HMV and observed 0 WHP. Verified trscssv was open. Opened KWV. Pumped 3 m3 100 MEG at 100 LPM and 4-5 bar into well with CMT pump to provide cusion above closed trscssv. Displaced MEG to above trscssv by chasing it with 6. 6 m3 packer fluid at 160 LPM and 5-6 bar. Pumped 1. 2 m3 100 MEG to fill XMT body.
22:15 - 23:00: Closed trscssv and HMV. Leak tested XMT cross to 130 bar 10 min against closed HMV. Dropped 2. 0 bar 10 min 5 Bled off pressure to zero bar. Closed KWV.
23:00 - 00:00: Broke lubricator at in-situ sub. Bo and LD guns using certified lifting sub. Observed that all shots had been fired

24-hour summary: LD guns. RIH and perforate run POOH. Spotted 3 m3 100 MEG on top of DHSV. Inflow tested a-annulus gate valve to 380-5 bar for 30 min. RD WL lubricator, risers and BOP'S.