Hourly activities:
00:00 - 00:30: Continued picking up 3½" DP from cantilever and RIH in singles from 36m to 53m.
00:30 - 00:45: Installed automatic slips.
00:45 - 01:00: Continued picking up 3½" DP from cantilever and RIH in singles from 53m to 80m.
01:00 - 01:30: Changed to backup elevators due to problems with primary elevators.
01:30 - 03:15: Continued picking up 3½" DP from cantilever and RIH in singles from 80m to 371m
03:15 - 03:30: Changed inserts in elevators to 5" DP.
03:30 - 04:15: Picked up and made up assy 7" polish mill and well commisioner. Changed inserts in ps21. Picked up and made up assy#4, well patroler/sweep magnet.
04:15 - 05:45: Continued RIH well clean out assy on 5" DP from 395m to 1399m.
05:45 - 06:00: Made up 5½" XO. Made up TDS and broke circulation 1000l/m 54bar.
06:00 - 07:00: Stopped circulation and disconnected from TDS. Broke out and laid out 5½" XO. Changed inserts in elevator to 5½''. Picked up 10-3/4" casing clean out assy and made up same.
07:00 - 07:15: Held tool box prior to RIH with clean out assy's. Inspected PRS dies.
07:15 - 08:00: Problem with BX elevator function investigated. Installed gauges on elevators tested same.
08:00 - 09:45: Picked up one single and continued RIH with clean up assy's from 1413m to 1910m. Made up TDS staged up pump rate to 1800 LPM, 160 bars, reciprocated full STD and scraped FLX packer setting depth area 3 times. Up/down weight 125/110 MT.
09:45 - 12:15: Continued to RIH from 1910m to 2798m. Up/down weight 160/128 MT 20 8-11 torque). Circulated 50m OBM at 1774 LPM, 162 bars.
12:15 - 14:15: RIH slowly trough 7" liner top with 6" bit, while circulating with 500lpm, 24 bars and rotating RPM), no obstruction. Continued RIH 2 stands below tol from 2798m to 3159m, and stopped pumping.
14:15 - 15:00: Made up TDS. RIH until 9-5/8" scraper at 2790m, and scraped packer setting depth 15m from 2790m 3 times. Down/up weight 132/164 MT, 1800 LPM, 188bar, RPM 20, 9 11 KNM. RIH and tagged top of liner 2812. 9m, bit depth 3190. 6m.
15:00 - 15:15: POOH until PBR polish mill 5 m above top of 7" liner PBR. Established rotation 40 RPM and 500 LPM. Entered the PBR while rotating with the polish mill assy. Set down 1-2 MT on top of the PBR, while rotating, and dressed top of PBR. Pulled out of the PBR with rotation. Repeated operation 1 time without setting weight down, polished inside PBR. Pulled polish mill above liner top.
15:15 - 17:30: Circulated and conditioned mud with 2220 LPM, 273 bars, 40 RPM, 10 12 KNM.
17:30 - 18:00: Held tool box talk and set the pack-off on well commisioner as per SPS instructions.
18:00 - 18:30: Lined up on trip tank, closed upper rams, pressured up well commissioner to 70 bar/ 10 min using the cement unit.
18:30 - 19:00: Bled off pressure, opened upper rams, unseated the well commissioner and prepared for in-flow test of 7" liner.
19:00 - 19:15: Lined up for pumping base oil.
19:15 - 19:45: Held tool box talk prior to displace DP to base oil down to tol and perform inflow test of 7" liner.
19:45 - 20:00: Displaced kill and choke hoses to base oil at 1000lpm.
20:00 - 21:15: Lined up and displaced DP to base oil 30,7m 0. 82 SG, 500lpm, final pressure 141bars.
21:15 - 21:30: Allowed for thermal expansion, lined up to cement unit for pressure reading and bleeding off.
21:30 - 21:45: Took up/down weights 157/127 MT. Set the well commissioner by landing on the liner top.
21:45 - 22:30: Allowed for pressure to stabilize 164bar. Emptied trip tank and monitor well on flow line visually.
22:30 - 00:00: Bled down standpipe from 164bar in 25-30bar increments to 10bars and allowed thermal expansion. Simultaneously prepared pits and fluids for wash train.

24-hour summary: None