Hourly activities:
00:00 - 01:15: Picked up, made up and RIH with open ended 3 1/2" cement stinger from 40 to 317 m.
01:15 - 02:00: Installed x/o, changed elevator inserts to 5 1/2", m/u stand and changed slip inserts to 5 1/2".
02:00 - 03:00: RIH w/ 3 1/2" cement stinger on 5 1/2" DP from 317 m to 1366 m.
03:00 - 03:15: Hydraulic fitting broke on auto slips. Replaced same.
03:15 - 04:15: RIH on 5 1/2" DP from 1366 m to 2580 m Avg. Tripping speed 1214 m/hr.
04:15 - 05:00: Took up and down weights. RIH in open hole from 2595 m to 3141 m. Restricted speed due to open endend DP in open hole.
05:00 - 05:15: Broke circ. With 1000 LPM, 20 bar.
05:15 - 06:15: RIH from 3141 m to 3670 m Avg. Tripping speed 529 m/hr. Restricted speed due to open ended pipe.
06:15 - 06:30: M/u TDS and washed in from 3670 m to bottom at 3682 m, 500 LPM, 27 bar. Tagged bottom.
06:30 - 08:15: Pulled back to 3673 m and circulated prior to cement job 2450 l/min/ 205 bar, 60 RPM. Reciprocated string.
08:15 - 08:30: Spaced out string, m/u cement assy and surface line. Tested line to 20/200 bar for 5 min.
08:30 - 10:00: Balanced cement plug 3387 m) pumped 11,6 m3 of 1,60 SG spacer, 800 l/min/ 30 bar. Mixed and pumped 14 m3 of 1,90 SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 890 l of drill water. Zeroed volume counters. Pumped 3,6 m3 of 1,60 SG spacer. Displaced the cement with 29,1 m3 strokes) of mud, 2450 l/min/ 150 190 bar at 60 RPM.
10:00 - 10:15: Broke out surface line and l/d cement assy.
10:15 - 11:00: Pulled out of cement to 3387 m MD. Pulled dry, 2 3 min/ stand.
11:00 - 12:45: Circulated out excess cement and spacer 2450 l/min/ 203 bar, 80 RPM. Reciprocated string.
12:45 - 13:15: M/u cement assy and installed surface line. Tested surface line to 20/200 bar for 5 min.
13:15 - 14:30: Balanced cement plug m 3092 m) pumped 11,6 m3 of 1,60 SG spacer, 800 l/min/ 22 bar. Mixed and pumped 14 m3 of 1,90 SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 890 l of drill water. Zeroed volume counters. Pumped 3,61 m3 of 1,60 SG spacer from surface lines. Displaced the cement with 25,9 m3 strokes) of mud, 2450 l/min/ 170 bar at 60 RPM.
14:30 - 14:45: Broke off surface line and l/d cement assy.
14:45 - 15:15: Pulled out of cement to 3090 m MD. Pulled dry, 2 min/stand.
15:15 - 17:30: Circulated out excess cement and spacer 2450 l/min/ 190 bar, 80 RPM. Reciprocated string.
17:30 - 18:00: M/u cement assy and installed surface line. Tested surface line to 20/200 bar for 5 min.
18:00 - 19:15: Balanced cement plug m 2797 m) pumped 11,6 m3 of 1,60 SG spacer, 800 l/min/ 10 22 bar. Mixed and pumped 14 m3 of 1,90 SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 890 l of drill water. Zeroed volume counters. Pumped 3,6 m3 of 1,60 SG spacer from surface lines. Displaced the cement with 22,6 m3 strokes) of mud, 2500 l/min/ 116 153 bar at 20 RPM.
19:15 - 19:30: Broke off surface line and l/d cement assy.
19:30 - 20:00: Pulled out of cement to 2795 m MD. Pulled dry, 2 3 min/stand.
20:00 - 21:45: Circulated out excess cement and spacer 2500 l/min/ 180 bar, 60 RPM. Reciprocated string.
21:45 - 22:30: M/u cement assy and installed surface line. Tested surface line to 20/200 bar for 5 min.
22:30 - 23:30: Balanced cement k/o plug m 2547 m) pumped 11,6 m3 of 1,60 SG spacer, 800 l/min/ 20 bar. Mixed and pumped 13,3 m3 of 2,0 SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 890 l of drill water. Zeroed volume counters. Pumped 3,6 m3 of 1,60 SG spacer fro msurface lines. Displaced the cement with 22,2 m3 strokes) of mud, 2500 l/min/ 68 155 bar at 20 RPM.
23:30 - 23:45: Broke off surface line and l/d cement assy.
23:45 - 00:00: Pulled out of cement. Pulled dry, 2 3 min/stand.

24-hour summary: RIH with cement stinger. Set cement plugs to