Hourly activities:
00:00 - 00:30: Engaged th as per ge vetco instructions. Pulled to 110 t overpull), observed actuating ring release. Continued to pick up, weight dropped of at 140 t hookload. POOH and inspected RT, no damage observed. RIH and engaged th as per ge vetco instructions, no clear indication of tool beeing fully engaged. Suspected actuator ring rotating.
00:30 - 00:45: Picked up to 140 t, set back weight to 3 t on th. Re-engaged retrieving tool. Picked up to 190 t hookload t overpull) and pulled th free.
00:45 - 01:00: Performed flowcheck. Well stable.
01:00 - 01:15: POOH w/ tubing and tubing hanger on THRT and 5 1/2" DP stand from 21 to surface, 170 t up weight. Landed th in c-plate.
01:15 - 02:00: Attempted to break out TDS, observed high torque on motor. Confirmed ibops not breaking out. Broke out from stand, 20 30 KNM torque.
02:00 - 03:00: Released THRT from tubing hanger. Required several attempts to come free. Inspected hanger, observed first quarter of actuator ring shoulder bent upwards. R/b stand and THRT in aft PRS.
03:00 - 03:45: Removed communication collar and BPV from hanger.
03:45 - 04:00: Performed TBT prior to r/u for pulling completion.
04:00 - 05:00: R/u 7" tubing handling equipment and weatherford power tong.
05:00 - 06:00: Installed th handling tool. P/u string, removed c-plate and master bushings. Installed weatherford compact spider slips.
06:00 - 07:00: Removed control line and DHPG cable. B/o and l/d tubing hanger.
07:00 - 07:15: Performed TBT with day crew for pulling completion.
07:15 - 09:00: POOH 7" tubing from 2926 m to 2876 m. Removed clamps and spooled control line/dhpg cable on to reel. L/o joints to deck.
09:00 - 09:45: Changed slip inserts and installed wiper rubber to improve pipe cleaning.
09:45 - 10:30: POOH and l/o 7" tubing from 2876 m to 2817 m. Removed clamps and spooled control line/dhpg cable. Well not taking correct fluid volume.
10:30 - 10:45: Flowchecked well for 15 min, well stable.
10:45 - 11:30: POOH and l/o 7" tubing from 2817 m to 2736 m. Trip tank static while POOH.
11:30 - 12:30: Pulled 2 joints of tubing at controlled speed to monitor displacement. Well taking correct volume.
12:30 - 14:30: POOH and l/o 7" tubing from 2714 m to 2576 m. Removed clamps and spooled control line/cable. Average 6 joints/hr.
14:30 - 14:45: Changed out dies on weatherford tong.
14:45 - 15:45: POOH and l/o 7" tubing from 2576 m to 2491 m. Removed clamps and spooled control line/cable. Average 7 joints/hr.
15:45 - 16:15: POOH to 2483 m. Removed clamps and disconnected control line. B/o and l/o DHSV.
16:15 - 18:00: Maersk technical department performed tests on TDS to identify system fault.
18:00 - 19:00: POOH and l/o 7" tubing from 2483 m to 2401 m. Removed clamps and spooled DHPG cable. Average 7 joints/hr.
19:00 - 19:15: Performed TBT with night shift. Checked equipment.
19:15 - 21:00: POOH and l/o 7" tubing from 2401 m to 2185 m. Removed clamps and spooled DHPG cable. Average 10,6 joints/hr.
21:00 - 21:15: Changed out dies on weatherford tong.
21:15 - 22:15: POOH and l/o 7" tubing from 2185 m to 2066 m. Removed clamps and spooled DHPG cable. Average 10 joints/hr.
22:15 - 22:30: Serviced handling equipment.
22:30 - 00:00: POOH and l/o 7" tubing from 2066 m to 1860 m. Removed clamps and spooled DHPG cable. Average 11 joints/hr.

24-hour summary: Release th and POOH with 7" completion on th and THRT. R/u tubing handling equipment and weatherford power tong. B/o and l/o th. POOH and l/o 7" tubing from 2926 m to 1860 m, removed cable clamps and spooled control line/cable.