Hourly activities:
00:00 - 01:30: RIH with 5 1/2" drift/gauge assembly using tractor from 3280 m to 3685 m.
01:30 - 03:30: RIH w/ 5 1/2" drift/gauge assembly by gravity from 3685 m m to 3845 m.
03:30 - 04:30: POOH with 5 1/2" drift/gauge and tractor assembly on WL from 3845 m.
04:30 - 04:45: Tools in catcher. Closed SV, 36,5 bar. Closed HMW. WHP 40 bar.
04:45 - 05:15: Inflow tested HMV against siwhp, 35 bar for 10 min. Meanwhile performed pre-job meeting prior to l/d 5 1/2" drift/gauge assembly.
05:15 - 05:30: Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min.
05:30 - 06:00: Broke out lubricator at QST. L/d 5 1/2" drift/gauge assembly.
06:00 - 06:30: Checked tractor hanging. Switched to pass through mode. through to line 19.
06:30 - 07:45: Prepared tools for rig up. P/u perforation string no 7. M/u guns, tool string and tractor for perforating run no. 7. Observed flow over top of riser.
07:45 - 08:15: Laid out gun assembly, connect lubricator and purged riser clean with nitrogen.
08:15 - 08:45: Break lubricator, and m/u guns for perforating run no. 7. M/u lubricator.
08:45 - 09:15: Tested QTS with test pump on rig floor to 20/250 bar for 5/10 min. Filled riser with MEG. Opened DHSV, HMV and SV.
09:15 - 11:30: RIH with perforation string no 7. On WL with 30 m/min to 3261 m. Re-run. Toolstring stopped moving at 3261 m 79 deg inclination.
11:30 - 12:15: RIH with perforation string no 7. On WL using tractor from 3261 m to 3610 m. Picked up across pup do m.
12:15 - 13:30: Correlated tool string according to program between 3817 m to 3835 m. Orientation pass 1 up for correlation 8 m. Orientation pass 2 up do+0. 8m. Orientation pass 3. Orientation pass 4. Orientation pass 5. Pulled in to shoot.
13:30 - 13:45: Perforated interval from 3817 m to 3835 m. Firing depht 3814 m. Wellhead pressure prior to fire, 41 bar. WHP stabilized at 41 bar. Lost 300 lbs surface tension.
13:45 - 16:15: POOH from 3814 m with perforating gun assembly no. 7. Shut down the unit 300 m.
16:15 - 16:30: Tools in catcher. Closed SV, 36,5 bar. Closed HMW. WHP 40 bar.
16:30 - 17:00: Inflow tested HMV against siwhp, 35 bar for 10 min. Meanwhile performed pre-job meeting prior to changing out tractor and l/o guns.
17:00 - 17:15: Bled off pressure in lubricator and purged clean with nitrogen. Pressure tested SV to 50 bar, 10 min.
17:15 - 18:00: Broke out lubricator at QST. L/d gun assembly no. 7. L/d tractor assembly.
18:00 - 18:45: Rebuild cable head. Hot checked tractor.
18:45 - 22:45: Checked next tractor, opcheck, checklist, 540v hotcheck for run 8 and run 9. Prepared tools for rig up. P/u tractor and perforation string no 8. Changed wiper on lubricator.
22:45 - 23:00: Performed pre-job meeting prior to m/u guns, tool string and tractor for perforating run no. 8.
23:00 - 23:45: M/u guns, tool string and tractor for perforating run no. 8. M/u lubricator.
23:45 - 00:00: Tested QTS with test pump on rig floor to 20/250 bar for 5/10 min.

24-hour summary: Performed 5 1/2" drift to 3845 m. POOH and l/d 5 1/2" drift. M/u guns for perforating run no. 7. RIH with perforation string no 7 perforated interval from 3817 m to 3835 m. POOH perforating assembly no. 7. Rebuildt cable head. Hot check tractor. P/u guns, tool string and tractor for perforating run no. 8.