Hourly activities:
00:00 - 01:00: Pumped baseoil in to tubing at 200 LPM to obtain underbalance in well. Pressure increased from 0,5 bar to 6,9 bar during displacement. Pumped a total of 10 m3. Took up/down weight 170/150 MT.
01:00 - 02:30: Ran in and attempted to land th in wellhead. Unable to enter PBR at 2615,4 m MD. Picked up and attempted several times to enter PBR negative. Set down MAX 7 MT. At last attempt, observed that string moved incrementallly cm) for each time weight was set down. Discussed situation meanwhile maintained 5 MT downweight. Observed sudden drop in applied weight stinger free to move downwards. Drained riser. Landed tubing hanger at correct datum mark. Observed pressure buliding up from 6 bar to 11 bar indicating sealstem travel.
02:30 - 03:15: Tested tubing hanger through port#1 and in multibowl, 35 bar 5 min OK. Pressured up th function line to enagage tubing hanger lock ring. Performed overpull test to 185 MT, i. E. 15 MT above last upweight. Lined up cement unit and performed line test against closed lo-torque valve on landing stand, 345 bar 5 min OK.
03:15 - 03:30: Pressure tested tubing/sealstem to 50 bar 5 min OK. Volume pumped 149 liter.
03:30 - 03:45: Closed DHSV and bled off pressure above to 3 bar. Bled back 30 liter. Held inflow test for 10 min OK. Equalized across DHSV and opened same. Volume pumped 50 liter.
03:45 - 04:30: Pressured up to 345 bar at 120 LPM to set production packer and test tubing. Held test for 25 min improving trend last 15 min min 1,3 bar 5 min 0,7 bar 5 min 0,5 bar) OK. Pumped a total of 1088 liter. Packer installed at 2598 mmdrt.
04:30 - 05:00: Bled down tubing pressure to 280 bar, bled back volume 180 liter. Closed DHSV and bled off pressure above to 156 bar, bled back volume 90 liter. Not able to adjust the choke to the intended 210 bar. Inflow tested DHSV to 125 bar differential. Held test for 15 min increased 0,2 bar last 5 min with improving trend OK.
05:00 - 06:00: Bled down tubing pressure from 156 bar to 10 bar to put 270 bar differential across the DHSV. Bled back 100 liter. Held inflow test for 30 min test improving by time, last 5 min 0,02 bar increase. Equalised pressure bar) accross DHSV and opened same. Pumped 190 liter. Bled back pressure on tubing to line up for pressure testing annulus. Total bled back volume 940 liter.
06:00 - 07:00: Lined up to maintain pressure on string while pressuring up tubng x casing annulus. Rigged down kill hose from f-12 and attached to hose on f-14 a-annulus. Pressured up to 100 bar on tubing.
07:00 - 07:30: Lined up cement unit and performed line test against closed lo-torque on a-annulus, 35/345 bar 5/10 min OK.
07:30 - 08:45: Pressured up to 330 bar on a-annulus to set FLX packer and test production packer from above. Maintained pressrue on tubing 100 bar. Held pressure for 15 min 0,2 bar drop OK. Total volume pumped 1107 liter. Vented b-annulus while performing test.
08:45 - 09:15: Bled down pressure on a-annulus to 270 bar, bled back 60 liters. Closed ASV and bled off pressure above to 200 bar to put 70 bar differential across ASV, bled back 160 liters. Inflow tested ASV for 15 mins OK.
09:15 - 10:00: Bled down pressure above ASV to 10 bar to put 260 bar differential across ASV, bled back 160 liters. Maintained 90 bar in tubing. Inflow tested ASV for 30 mins OK.
10:00 - 11:15: Equlized accross ASV by pressuring up on a-annulus to 270 bar, pumped 220 liters. Bled off annulus pressure to zero. Bled off pressure on tubing from 90 bar to zero.
11:15 - 12:00: Disconnected cement hose from cement manifold. Released THRT by 9 clokwise turn and picked up 1 m. Secured cement hose on landing string.
12:00 - 12:45: Displaced landing string and riser to seawater pumping 15 m3 at 2000 LPM. Rigged down cement line. POOH with THRT and detached control lines from same.
12:45 - 14:15: Broke THRT from landing string. Broke landing string and laid down 2 x pup and 1 full joint.
14:15 - 16:15: Rig down and removed tubing running equipment, sheaves and reels from drillfloor.
16:15 - 17:15: Made up BPV setting tool. RIH with BPV and set same at 20,4 m MD according to vetco instructions. POOH with BPV setting tool and laid down same.
17:15 - 19:00: RIH with 5 1/2" DP stand to 19,5 m MD. Attached air hose fitting to 1502 hub on standpipe. Displaced riser to air.
19:00 - 19:30: Held handover meeitng toolbox prior to nippling down diverter, BOP and riser.
19:30 - 20:15: Laid out tubing single and 2 x pups form landing string. Undid nuts on slick joint.
20:15 - 20:45: Removed master bushing and outer ring from rotary.
20:45 - 22:00: Changed to 5" inserts in elevator to accommodate conductor housing pulling tool. Released mechanical seals on overshot.
22:00 - 23:00: Installed 10" split inserts in diverter. Picked up diverter release tool. Not able to engage and release diverter.
23:00 - 00:00: Attempted several times to engage and release diverter negative. Laid down diverter release tool.

24-hour summary: Tested a-annulus and set FLX packer. Inflow tested ASV. Released THRT, pulled and broke landing string. Set BPV. Nippled down diverter and BOP. Prepared to pull BOP riser.