Hourly activities:
00:00 - 00:45: Waited on production department to start up production.
00:45 - 04:00: Produced well at 1600 sm3/d. WL stand-by for flowing well stabilizing FBHP 0,1 bar variance 1 HR). Obtained stable FBHP of 283 bar at DHPG.
04:00 - 05:00: RIH to 2973 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 2973 m to 3395 m MD.
05:00 - 06:00: POOH with PLT/TRACTOR toolstring on 7/16" EWL from 3395 m to 2950 m MD. Took stationary PLT readings at 3333 m MD 3304 m MD 3173 m MD 3040 m MD 2950 m MD
06:00 - 06:45: RIH to 3038 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3038 m to 3395 m MD.
06:45 - 07:30: Made upwards logging pass from 3395 m to 2950 m MD at 10 m/min.
07:30 - 08:00: RIH to 3033 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3033 m to 3395 m MD.
08:00 - 08:15: Made upwards logging pass from 3395 m to 2950 m MD at 20 m/min.
08:15 - 09:00: RIH to 3049 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3049 m to 3395 m MD.
09:00 - 09:15: Made upwards logging pass from 3395 m to 2950 m MD at 30 m/min.
09:15 - 09:45: RIH to 3053 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3053 m to 3395 m MD.
09:45 - 10:00: Made upwards logging pass from 3395 m to 2950 m MD at 40 m/min. Picked up to 2900 m MD.
10:00 - 15:15: Beaned up well in increments to 3000 sm3/d. WL stand-by for flowing well stabilizing FBHP 0,2 bar variance 1 HR). Obtained stable FBHP of 273 bar at DHPG.
15:15 - 16:00: RIH to 3001 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3001 m to 3395 m MD.
16:00 - 17:00: POOH with PLT/TRACTOR toolstring on 7/16" EWL from 3395 m to 2950 m MD. Took stationary PLT readings at 3333 m MD 3304 m MD 3173 m MD 3040 m MD 2950 m MD
17:00 - 17:45: RIH to 3005 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3005 m to 3395 m MD.
17:45 - 18:30: Made upwards logging pass from 3395 m to 2950 m MD at 10 m/min.
18:30 - 19:00: RIH to 3017 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3017 m to 3395 m MD.
19:00 - 19:30: Made upwards logging pass from 3395 m to 2950 m MD at 20 m/min.
19:30 - 20:15: RIH to 3057 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3057 m to 3395 m MD.
20:15 - 20:30: Made upwards logging pass from 3395 m to 2950 m MD at 30 m/min.
20:30 - 21:00: RIH to 3082 m MD and powered up tractor. RIH with PLT/TRACTOR toolstring on 7/16" EWL from 3082 m to 3395 m MD.
21:00 - 22:30: Made upwards logging pass from 3395 m to 2950 m MD at 40 m/min. Picked up to 2900 m MD. PLT data checked by petek engineer OK.
22:30 - 23:15: Beaned up well to 4000 sm3/d. Meanwhile RIH to 3027 m MD. Took p/u weight at 10 m/min to verify simulations. P/u weight 3100 lbs in correspondance with simulated values. Picked up to 2900 m MD
23:15 - 00:00: Beaned up well to 4500 sm3/d.

24-hour summary: Made PLT logging passes from 3395 m to 2950 m MD at 10/20/30/40 m/min. Beaned up well to 3000 sm3/d. Took PLT stationary readings. Made PLT logging passes from 3395 m to 2950 m MD at 10/20/30/40 m/min. Beaned up well to 4250 sm3/d. Made PLT logging passes from 3395 m to 2950 m MD at 40 and 30 m/min.