Hourly activities:
00:00 - 00:45: Removed chiksan hoses and control lines from WH/XT.
00:45 - 02:15: Removed hatches on f-5 and f-10. Removed beam between wells.
02:15 - 02:45: Removed elevator from bails. Installed lifting chains to TDS.
02:45 - 03:00: Pulled master bushing and rotary ring. Installed handrail around rotary. Meanwhile performed TBT for lifting XT.
03:00 - 03:15: Lowered lifting equipment from rotary down to moonpool. Attached lifting equipment to XT.
03:15 - 03:30: Removed XT clamp
03:30 - 04:45: Lifted XT into moonpool and landed on skid.
04:45 - 05:00: Secured XT on skid.
05:00 - 06:00: Lowered tuggers down to WH deck. Attached spacer spool to lifting arrangement. Lifted spacer spool from WH deck to drill floor. L/d spacer spool. M/u BPV plug in th. Observed dirt in the th area.
06:00 - 07:00: Installed master bushing. Confirmed no pressure in WH voids. Disconnected control lines on WH and blinded off ports. Meanwhile installed mouse hole and l/o RT. P/u HP riser joint.
07:00 - 07:15: Performed TBT for installing communication collar. Meanwhile measured distance RKB WH 20,0 m.
07:15 - 08:15: Installed communication collar. Meanwhile lifted XT from moonpool to main deck. Performed TBT for installing hatches.
08:15 - 09:45: Installed beam and hatch on f-10.
09:45 - 10:00: Performed TBT for running HP riser joint.
10:00 - 11:15: Ran HP riser joint and set down 2 ton. M/u connector on WH.
11:15 - 11:30: Installed split hatch around riser joint.
11:30 - 13:15: Built scaffolding around riser joint. Meanwhile prepared for running slick joint and diverter. Performed TBT for n/u BOP/DIVERTER.
13:15 - 14:15: Skidded BOP from test stump to well center. Landed BOP on NT-2 connector.
14:15 - 14:30: Built remaining scaffolding around riser joint.
14:30 - 15:00: Installed slick joint.
15:00 - 18:00: Installed tension cylinders. Starboard aft and FWD tension cylinders misaligned to the BOP. Meanwhile m/u BOP NT-2 connector to riser.
18:00 - 18:15: Load shifted weight from BOP carrier to tension system.
18:15 - 19:00: Ran diverter 0,1 m above slick joint. Aligned slick joint/bop to diverter using tension system and BOP carrier. Landed diverter and disconnected lifting equipment. M/u slick joint.
19:00 - 19:15: Performed TBT for working on the slick joint.
19:15 - 19:45: Installed master bushing. R/d diverter RT.
19:45 - 21:00: N/u slick joint nuts. N/u overshot. Meanwhile prepared tubing handling equipment on drill floor. Liftet casing tong to drill floor. Prepared BPV RT BHA.
21:00 - 21:30: De-isolated and pressured up BOP control system. Meanwhile r/u chiksan hoses on WH. Performed TBT for connector test.
21:30 - 22:30: Lined up and filled BOP. Performed BOP connector test to 20/345 bar for 5/10 min. Meanwhile continued r/u of chiksan hoses on WH.
22:30 - 23:00: RIH with BPV RT on 3 1/2" DP. Latched onto dart and POOH and l/d. Meanwhile continued r/u of chiksan hoses on WH.
23:00 - 23:45: RIH with stinger BHA. Pulled BPV plug. POOH and l/d tools. Meanwhile continued r/u of chiksan hoses on WH.
23:45 - 00:00: Prepared and r/u casing tong.

24-hour summary: n/d XT n/d XT spacer spool n/u BOP and diverter performed connector test retrieved BPV RIH with THRT opened DHSV