Hourly activities:
00:00 - 01:15: Continued rigging up FMS slips.
01:15 - 01:45: B/o connection on tubing pup below th and l/d th and pup together.
01:45 - 02:00: Performed TBT for l/o tubing/completion.
02:00 - 03:00: POOH from 794 mmd to 771 mmd. Experienced issues with spooling unit rig-up. Alignment made it problematic to spool in at the same time as pulling out of hole.
03:00 - 03:15: TOFS discussed rig up and red zone compliance. Decided to rig up cable sheave in PRS above rotary) in order to minimize amount of work inside red zone.
03:15 - 04:00: Re-arranged rig up by including cable sheave. Installed sheave in PRS and rotated rotary 90 degrees to optimize alignment to spooler unit.
04:00 - 07:00: POOH with tubing from 771 mmd to 579 mmd. Average pulling speed 5,7 jnt/hr.
07:00 - 07:15: Performed TBT with ongoing crew for l/o tubing
07:15 - 08:00: POOH with tubing from 579 mmd to 528 mmd. Avg. Pulling speed 6,6 jnt/hr.
08:00 - 08:15: Performed TBT for rigging down spooling unit and handling equipment.
08:15 - 10:15: R/d handling equipment, scaffolding and spooing unit. Changed inserts in BX elevator, 5 1/2".
10:15 - 10:30: P/u spear assy, inspected same and latched spear in tubing at surface.
10:30 - 11:00: Removed FMS slips and installed master bushing.
11:00 - 13:00: RIH w/ tubing on spear and 5 1/2" DP from 528 m to 864 m Avg. Tripping speed 165 m/hr.
13:00 - 13:15: Sat down 20 ton and released spear.
13:15 - 13:45: POOH w/ spear on 5 1/2" DP from 325 m to surface Avg. Tripping speed 650 m/hr.
13:45 - 14:00: L/d spear assy
14:00 - 14:45: P/u and m/u 13 3/8" EZSV plug BHA.
14:45 - 15:45: RIH w/ EZSV plug on 5 1/2" DP from surface to 286 mmd. Avg. Tripping speed 286 m/hr.
15:45 - 16:30: Washed setting area with 600 LPM between 286 mmd to 292 mmd. Set EZSV plug at 289 mmd. Tagged plug with 10 ton.
16:30 - 17:00: Staged up pumps to 2900lpm. Pumped 18m3 SW. Disconnected TDS and pulled out 1 STD.
17:00 - 17:15: M/u pump-in sub. Spaced out with stinger at 287 mmd.
17:15 - 17:30: Performed TBT for placing balanced cement plug
17:30 - 17:45: Performed line test to 100 bar 2 min. Bled back to 20 bar and confirmed line-up.
17:45 - 18:30: Pumped 2 m3 FW from cement unit. Mixed and pumped 7,8 m3 1,95sg cement slurry at 600lpm 15 bar. Displaced cement with 2 m3 FW.
18:30 - 18:40: L/d pump-in sub.
18:40 - 19:30: POOH with EZSV RT from 287 mmd to 170 mmd. M/u TDS, installed sponge ball and circulated above TOC. 2500 LPM bar, 50 RPM 5knm.
19:30 - 19:45: POOH w/ EZSV RT on 5 1/2" DP from 170 mmd to 3 mmd. Avg. Tripping speed 640 m/hr.
19:45 - 20:00: L/d EZSV RT.
20:00 - 20:15: Cleaned and cleared drill floor.
20:15 - 21:45: Drained riser, bled off diverter system and prepared to pull diverter.
21:45 - 22:00: Performed TBT for pulling diverter.
22:00 - 22:30: Pulled diverter and r/b in set-back.
22:30 - 22:45: Performed TBT rigging up to pull LP riser riser).
22:45 - 23:00: Removed master bushing and attached lifting arrangement for LP riser.
23:00 - 23:15: Performed TBT for disconnecting LP riser.
23:15 - 23:45: Attempted to release connector on LP riser. Riser stuck, MAX overpull 8 ton.
23:45 - 00:00: Re-attempted to release connector.

24-hour summary: pulled th and 290m tubing set EZSV plug in 13 3/8" casing place balanced cement plug pulled diverter pulled surface LP riser