Hourly activities:
00:00 - 00:30: Inspected and greased grapple. R/b spear BHA.
00:30 - 00:45: Performed TBT for r/u CSG handling equipment.
00:45 - 01:30: R/u handling equipment for pulling 7" tubing. Installed spooler unit.
01:30 - 02:30: Pulled out with ASV/FLX assy. Installed FMS slips. L/d ASV/FLX and pup joint. Performed LRA readings.
02:30 - 05:15: POOH with 7" tubing from 236 to surface. Average pulling speed 8 jnts/hr. Performed LRA readings every 5th joint.
05:15 - 06:00: Removed FMS slips and installed master bushing r/d casing tong.
06:00 - 06:15: P/u and m/u spear BHA RIH to 41m
06:15 - 07:45: RIH w/ spear BHA on 5,5in DP from 41 m to 754m. RIH speed 475m/h
07:45 - 08:00: Recorded weights up-92t, down-86t
08:00 - 08:30: Engaged spear, pulled tubing free at 168t hook weight. No indication of pins shearing noticed when tubing went free
08:30 - 09:00: Observed backflow from the tubing. Pulled one stand and monitored backflow. No change
09:00 - 10:30: Continued to POOH wet from 754m to 81m
10:30 - 10:45: Flowchecked well for 15 min. Stable
10:45 - 11:00: POOH w/ fish from 81m to 41 m. Meanwhile held TBT for rigging up casing tongs
11:00 - 12:00: Installed casgin tongs over well center, changed ps21 slips to master bushing
12:00 - 12:15: Performed pre-job meeting to release spear from the fish
12:15 - 12:45: Released spear and inspected grapple. Grapple in good condition. R/b spear BHA in derrick
12:45 - 13:45: Broke off cut. Observed high torque. Changed elevator inserts and pulled out 1x single, removed clamp and l/d same
13:45 - 14:00: Cleaned and inspected swage before m/u
14:00 - 15:15: M/u swage. Overtorqued connection due to wrong setting on casing tongs. Broke off swedge and inspected connection. Performed TBT prior to pull out overtorqued box
15:15 - 16:00: POOH w/ tubing with overtorqued box, arranged double securing to box. Set slips, removed double securing to box. Removed clamp and broke off single, l/d same
16:00 - 17:00: Inspected box treads. P/u backup 7in pup w/ expandable plug. Alligned pup over stump, made up 2x turns with chain tong, removed elevators and m/u connection w/ casing tong
17:00 - 17:30: M/u swedge to 7in tubing
17:30 - 18:15: R/d casing tong
18:15 - 18:30: M/u stand of 5. 5in DP to swedge. Changed out master bushing to ps21 slips
18:30 - 20:45: RIH w/ 7in tubing on 5,5in DP from 1816m to 2541m Filled pipe every 250m
20:45 - 21:00: M/u TDS, RIH to 2578m
21:00 - 21:15: Performed pre-job meeting for cement operation
21:15 - 22:30: Installed cement stand, m/u TDS again, installed cement hose. End of tubing is at 2581m before started pumping
22:30 - 23:15: Circulated 45m3 of SW at 3000lpm/89bar. When 40m3 pumped pulled string to 2580m. 0. 3 HC gas observed in returns. Circulated additional 10m3 of SW. Totally circulated 55m3 of SW. Pumped 20m3 of wash pill at 2700lpm/76bar
23:15 - 00:00: Pressure tested last line connection to pump in sub to 310bar for 3 min. Good test. Bled off pressure to 20bar. Opened LTV and confirmed line up.

24-hour summary: pulled ASV/FLX assembly, l/d same pulled 250m of 7in TBG, l/d same RIH w/ spear and pulled 7in TBG out of PBR RIH 7in TBG on 5. 5in DP circulated well to sea water