Hourly activities:
00:00 - 00:15: Bled off well to 185 bar and attampted to close DHSV while bleeding off pressure. Bled back 185 ltr.
00:15 - 01:45: Prepared space on rig floor to run WL pressure control equipment. Prepared permits, and made lifting plan for WL operations.
01:45 - 02:45: Inflow tested the HMV to 185 for 10 min. Bled down well from 185 bar to 0 bar to closed drain system. Meanwhile prepared for wire line operations.
02:45 - 03:00: Performed TBT for rigging down cement spool
03:00 - 05:15: Drained cement spool. R/d and removed cement spool from f-1 c. Meanwhile built wireline riser on rigfloor.
05:15 - 07:00: Lowered WL adapter onto XT and installed same. Meanwhile continued with preparations for r/u WL equipment.
07:00 - 07:30: Performed TBT for r/u WL equipment. Prepared permit and paper work.
07:30 - 08:30: Installed WL BOP lift cap and double securing. Transferred WL BOP from moonpool to WH. Checked o-rings on BOP and installed control hoses. Landed off lower riser and made up to XT.
08:30 - 09:45: R/u hoses and manifold to WL BOP. Filled BOP with SW and performed connection test against SV to 50bar/5min to confirm o-ring seals. Removed lifting equipment in moonpool and lifted tuggers to drill floor.
09:45 - 10:00: Installed BX elevator and inserts.
10:00 - 10:45: P/u WL riser with TDS, RIH and landed off on BOP. M/u connection and l/o handling pup. Meanwhile r/u lines from choke manifold to XT side outlets.
10:45 - 11:15: M/u QTS sub and pump-in sub. Installed 2 lo-torque valves.
11:15 - 12:45: R/u lines from choke manifold to XT outlets. Meanwhile prepared cable head and toolstring for cutting tubing.
12:45 - 13:45: Installed grease lines, control lines and lifted assy on lubricator. R/u sheaves to BX-ELEVATOR. Meanwhile mixed 50/50 MEG.
13:45 - 15:00: P/u lubricator and m/u dummmy toolstring for pressure testing. Continued to prepare toolstring for cutting tubing. Meanwhile flushed cement hose.
15:00 - 15:30: M/u lubricator and QTS.
15:30 - 16:30: Confirmed line-up and pressure tested WL rig-up to 20/345 bar for 5/10min.
16:30 - 17:00: Performed TBT for handling explosives.
17:00 - 17:45: Drained lubricator to closed drain. B/o QTS. Pulled dummy toolstring out of lubricator and l/d same.
17:45 - 18:30: R/u for running WL cutter. Meanwhile r/u chiksan and lo-torque valves from XT to choke manifold.
18:30 - 19:30: R/u for running WL cutter meanwhile continued m/u chiksan and lo-torque valves from XT to choke manifold.
19:30 - 19:45: Performed TBT prior to arming cutter. Meanwhile r/u hoses and chiksan in WH/XT area for circulation.
19:45 - 21:30: M/u cutter to CCL and armed. Lifted tool string into lubricator, and lowered lubricator onto riser. M/u and leak tested QTS.
21:30 - 22:00: Continued m/u toolstring. Meanwhile continued rigging up hoses for circulation in WH area.
22:00 - 00:00: RIH w/ cutter, 40 m/min. Ran slowly through DHSV from 483 mmd to 490 mmd. Unable to pass restriction at 2407 mmd.

24-hour summary: rigged down cement spool rigged up WL pressure control equipment installed return lines and manifold WH to choke manifold m/u cutter toolstring and RIH attempted to cut tubing at 2400 m POOH w cutter toolstring