Hourly activities:
00:00 - 00:15: RIH and landed off THRT, engaged tool and confirmed w/ 2t overpull
00:15 - 00:30: Applied pressure to shear pin and then rotated string 8x turns CCW into communication collar
00:30 - 00:45: Performed pre-job meeting to pump open me shallow set barrier plug
00:45 - 01:15: Dropped 2in steel ball in the well, installed swedge to fig. 1502 connection, installed LTV and cement hose
01:15 - 01:45: Pressure tested cement hose and LTV to 20/345bar for 5/10 min. Confirmed line up
01:45 - 02:00: Checked annulus pressure at wellhead 10bar. Started to pressure up tubing w/ cement unit with constant rate. Observed pressure drop after reaching 28 bar indicating that plug opened. Stopped pumping, pressure in tubing stabilized at 13 bar. Annulus pressure at wellhead went up and stabilized to 13 bar.
02:00 - 02:30: Bled off tubing pressure above DHSV to zero and monitored for buildup, no build up observed. Applied 520bar to the control line to open DHSV. Pressured up well w/ cementing unit. Observed indications of equalizing and openning of DHSV both on cement unit and on pressure gauge on control fluid pump. Stopped pumping. Bled off well to zero pressure. Annulus pressure 2 bar. No indications of gas below DHSV/IN the well observed. Confirmed zero pressure below DHSV. Closed DHSV
02:30 - 03:00: RD swedge, LTV and cement hose. Meanwhile held TBT for pulling tubing hanger free
03:00 - 03:15: Pressured upthrt line to 2000psi and then bled down to 500 psi to release th
03:15 - 03:45: P/u to 166t neutral weight, continued to p/u to 170t, th released overpull). Continued to POOH, observed 20t drag, disconnected control hoses, RIH before start breaking and l/d landing string
03:45 - 04:45: L/d landing string and THRT. Meanwhile held TBT for installing power slips and control line reel
04:45 - 05:45: Installed power slips and positioned control line reel
05:45 - 06:30: POOH w/ 7in tubing from 3034m 3002m
06:30 - 07:00: Repaired hydraulic hose for flush mounted slips
07:00 - 07:15: Performed pre-job meeting to pull tubing
07:15 - 10:45: Continued pulling tubing from 3065m to 2833m. Average pulling speed 4,5 joints/hour
10:45 - 11:00: Installed box protector on joint 239 w/ me plug inside. Used crane to lay it out
11:00 - 13:45: Continued pulling tubing from 2833m to 2608m. Average pulling speed 7 joints/hour
13:45 - 14:30: Removed control line from DHSV, secured same on drum. L/d DHSV using crane. Observed back flow from well. Trip tank static. Waited for backflow to decrease
14:30 - 15:15: M/u swedge to casing. Moved control line drum from drill floor
15:15 - 15:45: R/d casing tong. Installed clamp on pipe for control line
15:45 - 16:00: Changed handling gear to RIH w/ 5,5in DP
16:00 - 16:15: Cleaned and cleared rig floor
16:15 - 17:15: Troubleshoot and changed linear transducer on iron roughneck. Meanwhile built pump in tee and m/u pup joints in fox hole
17:15 - 17:45: Started RIH from 2589m. Adjusted clamp, m/u 1st stand
17:45 - 18:15: Removed casing slips and installed slips for DP
18:15 - 20:30: Continued RIH with back flow to 3050m. M/u TDS on all stands. Average RIH speed 215m/hour
20:30 - 21:15: Circulated SW w/ 3000 l/min 155bar. Observed high reading of CO of 90ppm on portable gas sensors in shacker room. Returns OIW was over 100ppm, visually dirty
21:15 - 22:30: Stopped pumps, lined up to take returns to MGS, circulated w/ 1000l/min 34bar. Confirmed zero gas readings
22:30 - 23:30: Opened BOP, resumed circulation w/ 3000 l/min 155bar. Confirmed OIW content below 30ppm after total of 193m3 circulated
23:30 - 23:45: Pumped wash pill of 20m3, 3000 l/min 150 bar
23:45 - 00:00: R/b stand, p/u single and pump in assembly

24-hour summary: landed and engaged THRT pumped open shallow set barrier plug retrieved th and 500m of tubing RIH w/ tubing, circulated well clean to sea water