Hourly activities:
00:00 - 00:30: Pulled and l/d the remaining 5x joints of 7in tubing. Average pulling speed 7joints/hour. Totally pulled 45x joints and DHSV assy
00:30 - 00:45: Performed pre-job meeting to m/u swedge
00:45 - 01:15: M/u swedge assembly w/ casing tong
01:15 - 03:00: Removed control line drum. Moved casing tong. Broke off swedge from FOSV. Install 5,5in inserts in BX elevator. M/u 1x STD of 5,5in DP. Removed casing slips and installed DP slips. Cleared rig floor
03:00 - 03:30: RIH w/ 7in tubing on 5,5in DP from 2049m to 2291. Average RIH speed 485m/hour
03:30 - 03:45: Filled pipe
03:45 - 04:15: RIH w/ 7in tubing on 5,5in DP from 2291m to 2616m. Average RIH speed 650 m/hour
04:15 - 04:30: Performed pre-job meeting prior to circulating well to sea water
04:30 - 06:00: Started to circulate well to sea water. Staged up pumps to 3000 l/min 78bar. Observed dirty fluid in returns. OIW reading is above 100ppm. No gas. After 50m3 pumped pulled 3m above combination wiper plug. Continued circulating. Shakers overflowed, reduced the rate to 2200l/min 56bar. Circulated additional 112 m3. Observed clear returns after total of 162 m3 pumped. OIW content less than 30 ppm. Stopped pumps. Installed pump in sub w/ LT valve.
06:00 - 06:45: R/b 1x stand. Installed side entry sub assembly and connected cement hose, spaced out to 2614m bottom of tubing string
06:45 - 07:00: Lined up/prepared to pump wash pill
07:00 - 07:15: Performed pre-job meeting to place pump balance cement plug
07:15 - 08:00: Pumped 20m3 wash pill with mud pumps, 2700l/min 79bar. Applied 20 bar behind IBOP, verified line up
08:00 - 09:30: Balanced cement plug m 2416 m mixed and pumped 9,4 m3 of 1,9 SG cement slurry, 600 l/min. Displaced the cement to the rig floor with 2900 l of drill water. Zeroed volume counters. Displaced the cement with 37 m3 strokes) of SW, 2900 l/min/ 51 bar. Pulled out of cement to 2416m at 4 min/stand. Theoretical TOC 2416 m MD.
09:30 - 10:15: Installed sponge ball. Pumped 10m3 hi-vis at 2400l/min 43 bar. Circulated out cement at MAX of 3400 l/min/ 116 bar. Diverted returns overboard. L/d pup joint and r/b 1x stand to 2372m. Meanwhile WOC
10:15 - 10:30: Performed pre-job meeting to wash BOP w/ jetting tool. Meanwhile WOC
10:30 - 12:00: Installed closed FOSV and BOP wash tool, made 10x passes in BOP and well head area at 1500 LPM 12 bar, operated rams and annular once. L/d BOP wash tool. Meanwhile WOC
12:00 - 12:15: Performed pre-job meeting to l/d DP. Meanwhile WOC
12:15 - 14:15: Installed pipe deck rollers. POOH and l/d singles of 5,5in DP from 2372m to 2052m. Meanwhile WOC
14:15 - 14:30: Removed DP slips and installed master bushing. Meanwhile WOC
14:30 - 14:45: Performed pre-job meeting to r/u casing tong. Meanwhile WOC
14:45 - 15:15: R/u casing tong and broke off swedge from top of tubing string. Meanwhile WOC
15:15 - 15:45: R/d casing tong. Meanwhile WOC
15:45 - 16:00: P/u spear BHA, set in catch position and engaged into tubing string, RIH to 2084m. Meanwhile WOC
16:00 - 17:00: RIH w/ 5,5in DP from 2084m to 2365m. Average tripping speed 612 m/hour. Performed kick drill. Meanwhile WOC
17:00 - 19:00: Performed maintenance on TDS. Cleared chiksans from wellhead. Worked on PMS on drilling equipment. Tested back up BX elevators, good test. Meanwhile WOC
19:00 - 00:00: Cleaned in moonpool. Worked to service both prss and TDS. Installed drill pipe slips. Meanwhile WOC

24-hour summary: finished pulling and l/d 7in tubing circulated well clean to sea water placed balanced cement plug in 9 5/8in casing l/d 300m of 5. 5in DP engaged spear and RIH w/ 7in tubing on spear WOC