Hourly activities:
00:00 - 00:45: Pressure tested deep set plug to 20/260bar for 5/10 minutes. Good test
00:45 - 02:30: Bled off pressure above deep set plug to close drain to 10bar. Performed inflow test of deep set plug. Good test
02:30 - 03:30: Bled down pressure from tubing. Closed HMV, confirmed SV and KWV closed l/d BHA
03:30 - 04:45: M/u shallow set plug BHA installed same into lubricator. Leak tested lubricator/qts to 20/345bar 5/10min. Opened HMV, SV
04:45 - 05:00: RIH shallow set plug to 256m
05:00 - 06:00: Correlated BHA across interval 200 300m Set plug with mid packer element at 249m. Tagged plug. POOH w/ setting tool to lubricator
06:00 - 06:30: Lined up cement pump and pressure tested shallow set plug to 20/230bar for 5/10min. Good test
06:30 - 06:45: Closed HMV,KWV and SV, verified no pressure in XT
06:45 - 07:00: Started r/d wireline equipment
07:00 - 07:15: Performed pre-job meeting w/ oncoming crew to r/d WL equipment
07:15 - 07:45: L/d plug setting tool
07:45 - 09:00: R/d lubricator, moved same from the rig floor
09:00 - 09:15: R/d upper wire line riser joint
09:15 - 10:00: Disconnected control lines and hoses to WL BOP and pulled same to rig floor meanwhile prepared to pull fox hole
10:00 - 11:30: R/d WL BOP and lower riser joint. Lifted BOP to pipe deck
11:30 - 11:45: Performed pre-job meeting for rearranging well hatches in moon pool
11:45 - 13:00: Removed hatches on f-12 and f-7 and beam between slots
13:00 - 13:45: Removed master bushing, installed chains to TDS and attached to XMT as per lifting plan, with double securing
13:45 - 14:00: Continued w/ attaching lifting arrangement to XMT meanwhile performed BOP test no. 2 pressure only) to 20bar
14:00 - 14:15: Performed high pressure test on BOP. Test no. 2 to 345bar
14:15 - 15:15: Continued to rig up to pull XMT. Took 1t tension with TDS and disconnected greyloc clamp below XMT meanwhile performed BOP test no 1 to 20/345bar for 5/10 min
15:15 - 16:00: Lifted XMT to moon pool and transported to skid according to lifting plan. Meanwhile lined up for BOP pressure test no. 3
16:00 - 16:45: Continued to move/handle XMT to moon pool hatch meanwhile performed BOP test no. 3 to 20/345bar 5/10 min, performed BOP test no. 4 to 20/345bar 5/10 min
16:45 - 17:30: Installed beam between slots and hatch on f-7 slot. Meanwhile lined up for BOP pressure test no. 5
17:30 - 18:30: Lifted spool spacer to the rig floor. Meanwhile performed BOP test no. 5, installed master bushing
18:30 - 19:15: Prepared wellhead to install HP riser. Meanwhile performed BOP test no. 6, removed lifting tool for foxhole
19:15 - 19:30: Cleared rig floor and HTS, meanwhile carried out TBT for testing BOP.
19:30 - 20:30: Continued working on wellhead. Measured RKB WH 19. 95m. Meanwhile continued pressure test on BOP. Prepared paperwork required for running HP riser and man riding on TDS
20:30 - 21:15: Installed communication collar. Meanwhile isolated TDS, hydraulic mech investigated sweating connection on link tilt cylinder. Finished pressure testing BOP and rigged down equipment used for pressure testing
21:15 - 21:45: Performed pre-job meeting to p/u high pressure riser meanwhile deisolated TDS, TBT
21:45 - 23:00: Connected all rigging equipment to TDS bails and picked up HP riser. Removed master bushing and half-moon hatches. P/u and RIH with HP riser, removed protector
23:00 - 23:45: Continued RIH w/ HP riser, cleaned and checked seal area and m/u nt2 connector
23:45 - 00:00: Performed pre-job meeting to skid BOP

24-hour summary: pressure tested and inflow tested deepset plug set and pressure tested from above shallow set plug n/d xtree and spacer spool installed HP riser started to n/u BOP