bengsoon/volve_alpaca huggingface dataset:
Hourly activities:
00:00 - 07:00: Worked on preparing WL cutting equipment built up WL tool string on pipe deck, prepared winch. Meanwhile picked up 10 3/4 cutter assy and broke off cutter, redressed knives on cutter for 9 5/8 casing. L/d same
07:00 - 07:30: TBT before installing sheeves and picking up wireline string
07:30 - 08:45: M/u tool string
08:45 - 09:15: Checked WL cutter tool string and positioned top sheave over drill string
09:15 - 11:00: RIH w/ WL cutter from surface to cutting depth of 2346m. Correlated by CCL log
11:00 - 11:30: Applied 10 ton overpull to drill string, 153t on martin decker. Set WL anchor. Cut CSG. Took 7 min to make cut
11:30 - 12:00: Observed back flow from drill string
12:00 - 12:15: Released WL anchor. Set tool for POOH
12:15 - 13:45: POOH w/ WL cutter from 2346 m to surface
13:45 - 14:00: L/d WL tool string
14:00 - 15:45: Circulated bu 900 LPM, 7. 5 bar, 1. 1sg fluid in returns. Meanwhile r/d WL equipment. Changed master bushing to PS 21
15:45 - 16:00: Flow checked well. Static
16:00 - 16:15: POOH w/ drill pipe from 2346m to 2320m l/d out 2 x singles
16:15 - 18:45: POOH w/ drill pipe from 2320m to 868m
18:45 - 23:00: Repaired leak on aft PRS. Changed out burst hose on main arm
23:00 - 00:00: POOH 5 ½ DP to surface

24-hour summary: None
Hourly activities:
00:00 - 00:45: Changed ps21 slips to master bushing, l/d last stand w/ cut DP single
00:45 - 01:00: Performed pre-job meeting before p/u flat bottom milling BHA
01:00 - 02:00: P/u and m/u flat bottom milling BHA
02:00 - 02:30: RIH w/ flat bottom milling BHA to 135m, p/u and m/u space out pup
02:30 - 02:45: M/u TDS to string. Recorded parameters 2000 LPM 6 bar, 77t up weight, 74t down weight, 76t at rotation 80rpm, 2-4knm. RIH slowly and tagged hanger 140m
02:45 - 03:15: Reamed hanger area 140 120rpm MAX 15knm, 2000lpm, 1-2t wob. Stopped rotation and passed hanger area 2 times. No overpulled/set down weight observed
03:15 - 03:30: RIH slowly and tagged top of fish 153,1m
03:30 - 04:15: Dressed off top of fished. Milled 10 cm. 120 RPM 7-10knm, 2000 LPM 6bar, 1-3t wob
04:15 - 04:30: Pulled 3m from top of fish and circulted 3500lpm 2 b/u, 20bar
04:30 - 05:00: POOH from 150m to 31m, l/d DP pup used for spacing out
05:00 - 05:45: L/d flat bottom mill BHA. Clean magnets and gauged/inspected mill. Full gauge on mill. 11. 5kg of metal swarf removed from magnet
05:45 - 06:00: Cleaned and cleared rig floor
06:00 - 06:15: Performed pre-job meeting before m/ spear BHA
06:15 - 07:45: M/u spear BHA w/ guide sub
07:45 - 08:30: RIH with spear BHA from 22m to 153m
08:30 - 08:45: Engaged spear. Pulled fish free with 50t overpull, 290t on weight indicator
08:45 - 09:45: POOH on DP with spear and fish on surface
09:45 - 10:30: P/u and MU 6m pup joint for handling spear BHA, secured fish at rotary, released spear from fish
10:30 - 11:30: Cleaned and serviced spear grapple, r/b spear BHA, cleared and cleaned rig floor
11:30 - 11:45: Performed pre-job meeting for r/u CSG pulling equipment
11:45 - 12:45: R/u handling equipment for x casing
12:45 - 13:30: L/d first joint with pup joint of 10 3/4 CSG
13:30 - 13:45: Changed out master bushing to PS 21
13:45 - 18:15: POOH w/ 10 3/4 CSG from 2341 to 1741. Pulling average 8,6 joints/h, maximum 12 joints/h. Difficult to break some of the connections. Need to hit with sledge hammer
18:15 - 20:30: Changed CSG handling equipment to pull 9 5/8csg
20:30 - 00:00: POOH w/ 9 5/8 CSG to 1290 m. Pulling average 11,4 joints/h, maximum 12 joints/h

24-hour summary: dressed off top of 10 3/4 CSG stump RIH w/ spear and fished 10 3/4 x 9 5/8 CSG pulled 10 3/4 x 9 5/8 CSG to 550m
Hourly activities:
00:00 - 07:30: POOH w/ 9 5/8 CSG from 1290 m to 3 0m. Pulling average 12,7 joints/h, maximum 15 joints/h
07:30 - 07:45: Performed weekly fire drill. Kick drill 42 sec to secure the well.
07:45 - 08:00: Pulled from 30m to surface the remaining joints. No fish observed on the last joint
08:00 - 08:15: Performed pre-job meeting for rigging down CSG pulling equipment
08:15 - 10:15: R/d CSG pulling equipment
10:15 - 10:45: Cleaned rig floor
10:45 - 11:00: Performed pre-job meeting before p/u 13 3/8 EZSV plug
11:00 - 11:45: P/u and m/u the EZSV running tool, installed EZSV plug and loaded centralizer springs
11:45 - 12:00: Changed master bushing to ps21
12:00 - 17:00: RIH w/ EZSV BHA from surface to 2338 2min/std
17:00 - 17:30: Took parameters PU weight 144t,so weight 130t. Broke circulation 800lpm, 9,2 bar. Washed setting area between 2337m to 2343m
17:30 - 18:00: Set EZSV plug 2340m. 10rpm, 37 CW turns, p/u to 154t, held. P/u to 164t, held. Pin sheared 28t overpull
18:00 - 19:00: P/u to 2337m, circulated 2600lpm, 38bar. Increased in steps to 3500lpm, 60bar. H2s on shaker 103ppm in mud and 2ppm in air. Meanwhile m/u pump-in sub assembly for cement job
19:00 - 21:00: Continued to circulate 2 bu 3500lpm, 65bar, 30rpm, 2-5knm. Circulated until h2s level is down to 0. Meanwhile performed TBT for cementing operation and pressure tested cement line to 100bar
21:00 - 21:30: R/b stand, p/u pumping sub assembly, m/u TDS
21:30 - 22:00: Installed cementing hose, lined up cementing line. Pressure tested connection between pumping sub and LTV. Observed leak on LTV.
22:00 - 22:15: Changed out LTV, re-tested cementing line up to 100bar. Good test
22:15 - 00:00: Placed balanced cement plug m 2137 m pumped 20 m3 of wash pill spacer, 2500 l/min/ 33 bar. Mixed and pumped 19,3 m3 of 1,9 SG cement slurry, 600-800 l/min. Displaced the cement to the rig floor with 1000 l of drill water. Zeroed volume counters. Displaced the cement with 22 m3 of sea water, 2700 l/min. Broke and l/d pump in sub assembly.

24-hour summary: finished pulling 9 5/8 CSG RIH and set 13 3/8 EZSV, placed cement plug on top of EZSV POOH, waited for cement to set up
Hourly activities:
00:00 - 00:45: POOH w/ 5 stands to 2137m
00:45 - 02:30: Circulated out excess cement 3500lpm. After 132m3 pumped diverted returns to wash pill slop pit. Could not clearly identify cement in the returns. After 90m3 pumped diverted flow into active pit. Totally circulated 288m3
02:30 - 06:00: POOH w/ DP and EZSV setting tool
06:00 - 11:15: WOC, meanwhile worked on wellbore assemblies, prepared for the next run. Performed rig floor inspection and maintenance
11:15 - 12:00: P/u and m/u tagging BHA and RIH from surface to 81m
12:00 - 12:15: Changed out master bushing to ps21
12:15 - 12:30: RIH w/ tagging BHA from 81 to 140m. Met restriction 140m, hanger area
12:30 - 15:00: M/u TDS, milled hanger area 100-140 RPM/1500 LPM/1 bar/1-2t wob. Pipe stalled several times 20knm. Pulled up to 15t to free pipe. Removed ps21 due to vibration of the pipe
15:00 - 16:00: Performed drops inspection on TDS. Installed ps21
16:00 - 17:45: RIH on drill pipe from 140m to 1375m
17:45 - 18:00: Encountered restriction 1375m pulled 40t overpull to free pipe. M/u TDS, established parameters 1500 LPM/4 bar/80 RPM/3-6KNM
18:00 - 20:00: Milled through restriction from 1375 to 1377m 2000 LPM/12 bar/120 RPM
20:00 - 22:30: RIH on drill pipe from 1377 m to 2099 m. Encountered top of cement 2099 m
22:30 - 23:15: Dressed off 0,7 1 m 120 RPM/ 2000 LPM/6-12KNM. Tagged top of cement w/ 10 t 2100 m.
23:15 - 00:00: POOH w/ tagging BHA from 2100 m to 1830 m

24-hour summary: circulated out excess cement RIH w/ tagging BHA, milled through restrictions tagged top of cement, POOH
Hourly activities:
00:00 - 00:15: POOH from 1830m to 1693m
00:15 - 01:00: Worked on load handling and slew fault on aft PRS. Reset
01:00 - 04:15: POOH with tagging BHA from 1693m to 95m
04:15 - 04:30: Flowchecked well for 15 min. Meanwhile removed ps21 and installed master bushing
04:30 - 05:00: L/d HWDP and tagging BHA
05:00 - 05:30: M/u 13 3/8 CSG cutting BHA
05:30 - 07:30: RIH w/ 13 3/8 CSG cutting BHA to 850m
07:30 - 08:00: M/u TDS, filled string, recorded parameters 97t weight up, 93t weight down, 95t free rotation w/ no flow, 100 RPM, 2-6 KNM. W/ 300 LPM 18bar, 500lpm 56bar, 600 LPM 76bar
08:00 - 08:30: Cut 13 5/8 casing 850m. 80rpm 9knm, 500lpm 56bar. Good indications of cut, heard sound on surface
08:30 - 08:45: Flow checked well for 15 min static
08:45 - 10:30: POOH from 850m to 9m. Pulled wet, used mud bucket
10:30 - 10:45: Performed pre-job meeting before l/d CSG cutter BHA
10:45 - 11:15: Changed ps21 to master bushing, l/d cutter BHA. Inspected knives, in good condition
11:15 - 11:45: Cleaned and cleared rig floor. Meanwhile changed dies on aft IR and aft PRS
11:45 - 13:00: P/u 13 3/8 EZSV and m/u same to running tool. Installed centralizer springs on running tool and m/u to stand of 5½ drill pipe
13:00 - 13:15: Removed master bushing and installed ps21 slips
13:15 - 15:00: RIH w/ EZSV plug from 43m to 842m 2min/stand
15:00 - 15:15: M/u TDS, circulated at 800lpm for 3min. Moved pipe up and down from 842mto 838m while circulating
15:15 - 15:30: Set 13 3/8 EZSV plug at 840m, sheared out of plug with 27 ton over pull and set down 6 ton to check EZSV set. Pulled up 3m and rotated 27 turns to the right to release tool
15:30 - 17:30: Circulated bottoms up 3 times. H2s gas readings on baker sensors in gas trap is MAX at 9ppm. Parameters 2500 LPM at 21 bar, 50 RPM 1-3 KNM. Observed OBM in returns. Stopped circulating with 0ppm h2s
17:30 - 17:45: R/b one stand and dropped 3 inch drift
17:45 - 18:30: POOH from 807 m to surface
18:30 - 18:45: Changed ps21 to master bushing
18:45 - 19:45: L/d EZSV running tool. Pressure tested 13 3/8in EZSV to 40 bar from above. Good test. 520 ltr pumped and 520 ltr returned
19:45 - 20:00: Performed pre-job meeting to p/u guns
20:00 - 21:00: M/u TCP guns BHA
21:00 - 21:45: RIH w/ gun BHA at 1 min/stand. Filled pipe, confirmed line up. Took up/down weights 73t/70t
21:45 - 22:25: Disconnected TDS, dropped 1,375in ball into the string, m/u TDS to the string. Closed UPR, pressured up string to fire guns. Guns fired at 120bar. Good indication of firing guns sound and light string movement. Top shot at 141,5m, bottom shot at 151,2m
22:25 - 23:15: Staged up pumps to 1350 LPM, circulated for 10 min, took returns through the choke. MAX h2s in returns 13 ppm on baker sensors in gas trap. Flow checked well on choke, stable. Opened upper pipe ram. Flow checked well for 10 min. Stable.
23:15 - 00:00: POOH w/ perforation BHA, 3x stands and 1x single

24-hour summary: POOH w/ tagging BHA m/u and RIH w/ 13 3/8in CSG cutting tool. Cut 13 3/8in CSG at 850m. POOH p/u and RIH w/ 13 3/8 EZSV. Set plug at 840m, POOH, tested plug to 40bar from above m/u and RIH w/ TCP BHA, perforated below 13 3/8in CSG hanger. POOH
Hourly activities:
00:00 - 01:00: WOC. Meanwhile removed tools and equipment from TDS, prepared tools and equipment for n/d diverter and BOP. Moved fishing equipment from cantilever to free up space for 7in TBG. Moved new lifting cap for cementing spool into moonpool.
01:00 - 01:30: WOC. Meanwhile worked to l/o 7in tubing from derrick. Issues with coupling hanging up on upper claw when repositioning PRS at foxhole. Continued to prepare tools and equipment. Continued hosekeeping in shakers.
01:30 - 02:00: WOC. Meanwhile worked to l/o 7in tubing from derrick. Difficulties to breakout connection w/ CSG tong. Continued to prepare tools and equipment. Continued hosekeeping in shakers
02:00 - 03:00: WOC. Meanwhile worked to l/o 7in tubing from derrick. Layed out 1x stand.
03:00 - 03:15: WOC. Meanwhile worked to install bolt on TDS blower cabinet
03:15 - 04:15: WOC. Meanwhile worked to l/o 7in tubing from derrick. Layed out 2x stands.
04:15 - 05:00: Pressure tested surface cement plug against closed shear ram. Attempted to test twice. Pressure broke off around 30-40bar and leaked off. After second attempt started loosing fluid into the well around 1,6m3/hour
05:00 - 16:00: Continued to layout 7in pipe from derrick. Layed out 9x stands. Meanwhile continued w/ maintenance work on TDS and DW. Function tested BOP. Continued preparation to n/d BOP. Losses 1,6m3/hour. Meamwhile evaluated with onshore organization further plans
16:00 - 16:15: Performed pre-job meeting prior to run RTTS plug
16:15 - 18:00: RIH 3x stands 8,25in DC and RTTS BHA. Losses 1,6m3/hour
18:00 - 18:30: RIH on 5,5in DP to 130 w/ RTTS plug BHA. M/u pup joint for space out and connected TDS. Placed RTTS packer at 131,5m element). Filled pipe and broke circulation. Recorded up/down weights 88t/84t. Losses 1,6m3/hour
18:30 - 18:45: Set RTTS plug at 131,5m element). Closed UPR on BOP and lined up cement unit for pressure test below RTTS via drill string. Losses stopped after RTTS packer was set
18:45 - 19:30: Pressure tested the surface lines to 125 bar/ 10 min. Attempted to pressure test surface cement plug below RTTS plug. Pressure broke at around 30 bar. Stopped pressuring up. Pressure leaked off.
19:30 - 20:30: Released RTTS plug, POOH w/ RTTS BHA, losses 1,6m3/hour
20:30 - 22:15: L/d RTTS BHA, r/b 8,25in drill collars. Cleaned drill floor
22:15 - 22:30: Performed pre-job meeting to n/d diverter
22:30 - 00:00: Removed elevators and rotator. Attached chains to bails. Installed lifting eyebolts to diverter. Pulled diverter to rig floor, 11,5t overpull to come free. Installed outer ring and master bushing

24-hour summary: WOC, meanwhile performed maintenance on DW, TDS, prepared for n/d BOP, started l/d 7in TBG from derrick attempted to pressure test surface cement plug with no success continued to l/d 7in TBG from derrick RIH RTTS BHA, set RTTS in production riser. Attempted to test surface cement plug under RTTS, no success. Released RTTS and POOH started n/d BOP
Hourly activities:
00:00 - 01:45: Pulled and secured diverter to setback. Cleaned bell nipple and removed bolts, prepared for lifting. Pulled bell nipple to rig floor, landed, installed outer ring and master bushing
01:45 - 04:15: TBT for rigging down tensioners, breaking nt2 and skidding BOP to stump. Transfered weight from tensioners to BOP carrier, removed and secured tensioners. Drop checked BOP prior to starting on nt2 connector.
04:15 - 05:00: Released nt2 connection
05:00 - 05:30: Skidded BOP from well to stump
05:30 - 07:15: M/u BOP nt2 connection onto stump w/ 1600ft/lbs
07:15 - 09:45: Prepared to pull riser, carried out TBT for pulling HP riser. Removed master bushing and outer ring. Installed handrails around rotary table. Lowered down TDS/CHAINS and attached slings to chain for pulling HP riser. Loosened last 4 bolts on riser and removed half-moon covers. Pulled riser to rig floor and layed out same on HTS, 5. 5t. Cleared rig floor.
09:45 - 11:45: Removed half-moon hatches from f-1 and moved them to moon pull. Installed hatch over f-1 slot. Continued reporting on f-15d it is planned to verify status of surface cement plug during riser removing work, upon completion of main pna activities on other wells

24-hour summary: pulled diverter n/d BOP pulled HP surface riser installed hatch over f-1 slot continued reporting on 15/9-f-15d
Hourly activities:
21:00 - 21:30: Prepared for skidding
21:30 - 21:45: Performed pre-job meeting to skid cantilever
21:45 - 23:00: Skidded cantilever 3m to port and 10m forward
23:00 - 00:00: Removed hatches in moon pool and performed afterskid checks

24-hour summary: skidded cantilever onto f-1 slot
Hourly activities:
00:00 - 00:15: Cleaned and cleared rig floor. Meanwhile performed AAR
00:15 - 00:30: Prepared to n/d diverter system. Carried out TBT
00:30 - 02:00: N/d diverter
02:00 - 02:45: Shifted load to BOP carrier. Removed tension cylinders and broke off NT-2 connector
02:45 - 03:15: Lifted BOP. Skidded and landed BOP onto test stump
03:15 - 03:45: Removed scaffolding in moonpool. Meanwhile loosen HP riser on wellhead and prepared for to rig up bleed off manifold.
03:45 - 04:15: Installed lifting gear on HP riser and lifted same to the drill floor
04:15 - 05:45: Removed half moon hatch and installed hatch on f-1. Meanwhile prepared for skidding continue reporting on f-11b

24-hour summary: n/d BOP continue reporting on f-11b
Hourly activities:
03:30 - 03:45: Performed TBT for skidding rig
03:45 - 04:00: Skidded cantilever to well f-1 c
04:00 - 04:45: Performed post-skid checks. Removed hatch in moonpool built scaffolding in moonpool and WH decks.
04:45 - 05:00: R/u hoses for displacing riser to SW
05:00 - 05:15: Lowered down and n/u nt2 connector
05:15 - 06:15: P/u and m/u cutter BHA and inner string. Inspected and cleaned threads on RT.
06:15 - 07:00: Engaged RT to multibowl. Took 20 ton overpull to confirm. M/u TDS
07:00 - 07:15: Performed TBT to n/d tension system.
07:15 - 07:30: Load shifted weight from tension cylinders to TDS. Observed to increased weight on weight indicator.
07:30 - 08:15: Discussed plan ahead.
08:15 - 10:00: Displaced riser to SW by pumping 10 m3 SW at 100 LPM, return seen after 7 m3 pumped. Meanwhile prepared to r/d tension cylinders.
10:00 - 10:45: R/d tension cylinders and boat collision stool. Meanwhile prepared to pull multibowl to drill floor.
10:45 - 11:00: Pulled 20 ton overpull. R/u return hoses to WH, secured same.
11:00 - 12:00: Staged up flow rate to 2400 LPM 87 bar. Cut riser at 134,9m.
12:00 - 12:30: R/d return hoses and valve outlets from multibowl.
12:30 - 13:00: POOH with inner string and riser to drill floor. Disengaged multibowl RT and r/b same in PRS.
13:00 - 13:45: R/u false rotary. POOH and r/b inner string and cutter BHA.
13:45 - 14:00: P/u and m/u multibowl RT.
14:00 - 14:45: POOH with riser, cleaned off marine growth on centralizer deck. Performed TBT for l/o multibowl and tensioner joint.
14:45 - 17:00: R/u cutting machine cut riser. Significant wave height 1,8m. R/d cutting machine
17:00 - 18:00: L/o multibowl and tensioner joint. R/d nt2 connector and multibowl RT. Meanwhile removed BX-ELEVATOR.
18:00 - 18:15: POOH with riser Cleaned off marine growth on centralizer deck.
18:15 - 19:00: M/u cutting machine cut riser. Significant wave height 1,9 m. R/d cutting machine
19:00 - 19:30: L/o splash zone joint and upper pup joint. POOH with riser
19:30 - 20:00: M/u cutting machine cut riser. Significant wave height 1,5 m r/d cutting machine
20:00 - 20:30: L/o riser joint POOH with riser Cleaned off marine growth on centralizer deck. Riser out of splash zone at 20 30
20:30 - 20:45: R/u cutting machine cut riser. Significant wave height 1,5m r/d cutting machine
20:45 - 21:15: L/o riser joint POOH with riser Cleaned off marine growth on centralizer deck.
21:15 - 21:45: R/u cutting machine cut riser. R/d cutting machine
21:45 - 22:15: L/o riser joint POOH with riser Cleaned off marine growth on centralizer deck.
22:15 - 22:30: R/u cutting machine cut riser. R/d cutting machine
22:30 - 23:00: L/o riser joint POOH and l/o stress joint and lower pup joint
23:00 - 23:15: Cleaned and cleared drill floor
23:15 - 00:00: Installed moon pool hatches and removed scaffolding. Meanwhile prepared to skid rig end of report

24-hour summary: skidded to well f-1 c RIH with inner string cut production riser at 134,9 m pulled production riser installed hatches and prepared to skid rig to f-7.
Hourly activities:
15:00 - 16:00: Reporting continued from f-99. Continued to skid cantilever to f-04 9m inboard/1. 25m port. Continued work with aft PRS
16:00 - 16:30: Installed covers to skidding system. Meanwhile held TBT for connecting HP hose to f-04 and for removal of well head cover/installation of split cover
16:30 - 17:30: Connected HP hose to f-04. Meanwhile tested aft PRS. Prepared subs for pressure testing
17:30 - 19:00: Performed line test down to XMT. Performed test of XMT cross 20/345bar for 5/10min. Good test
19:00 - 19:15: Performed pre-job meeting to remove moonpool hatches
19:15 - 20:15: Removed hatches and installed split hatch
20:15 - 21:30: Adjusted scaffolding around xmas tree. Prepared lines and bled off a and b annulus to MGS. Worked to fill a and b annulus with sea water. Bled off pressure and removed tree cap from xmas tree w/ rigfloor winch
21:30 - 23:45: Hooked up hydraulic pump for local control of DHSV an HMV. Meanwhile worked to fill a and b annulus with sea water, carried out TBT for r/u cement head
23:45 - 00:00: Worked to p/u cement head in moonpool using overhead crane and transfered to TDS lifting chains

24-hour summary: troubleshoot problems with skidding system skidded cantilever to f-4 tested xmas tree valves started r/u cement head
Hourly activities:
00:00 - 02:00: Continued to p/u and m/u tubingthrt and landing string. POOH, installed control lines and inspected THRT. RIH and landed off THRT on th. Observed top box of landing string is too high for casing tong to be able to m/u swedge.
02:00 - 02:15: Performed pre-job meeting to rearrange landing string to be able to m/u swedge w/ casing tong. Started to position upper pup joint of landing string for casing tong to break off. Observed hydraulic oil leak from elevator
02:15 - 03:00: Identified faulty hydraulic hose inside of the elevator and changed same
03:00 - 05:30: Broke top 6m pup from landing string. M/u swedge using aft PRS and casing tong. Realized that it is not possible to break swedge while connected to th with THRT. Broke off swedge using aft PRS and casing tong. Located 4m tubing joint 1m pups) on the pipe deck. M/u same to landing string, m/u 1m pup joint to landing string. Achieved sufficient stick up to be able to m/u swedge
05:30 - 06:15: Attempted to engage THRT to th. No success, POOH, checked THRT, observed shear pins sheared prematurely. Repaired THRT
06:15 - 07:00: RIH and landed off THRT, engaged tool and confirmed w/ 2t overpull. Applied pressure to shear pin and then rotated string 8x turns CCW into communication collar
07:00 - 08:00: Connected cement hose and LT valve, flushed hose. Pressure tested same to 100 bar. Lined up pumps through cement hose. Applied pressure of 520bar to DHSV control lines. Pressured up well above DHSV, observed DHSV equalized and opened at 100 bar pressure. No indications of gas below DHSV/IN the well observed. Bled off pressure from the well through the cement hose to MGS to 0. Closed DHSV. Verified no pressure in the a-annulus
08:00 - 08:15: Broke off swedge
08:15 - 08:30: Released th and and pulled 180t on hook load. String stretch of 0,75m
08:30 - 08:45: Performed pre-job meeting to r/u WL equipment
08:45 - 09:30: R/u wireline equipment
09:30 - 11:45: RIH w/ cutter BHA, run from surface 2616 m. Average running speed 20 m/min.
11:45 - 13:00: Correlated across interval 2616 2638 Positioned cutter at 2621 m Performed cut. Observed backflow from pipe after tubing was cut
13:00 - 15:00: POOH from 2621 m to surface. Average pulling speed 22 m/min. Backflow at rotary gradually decreased and eventually stopped
15:00 - 15:30: R/d wireline equipment
15:30 - 15:45: Performed flowcheck. Static
15:45 - 17:00: POOH w/ tubing and tubing hanger on landing string. Spooled control line. L/d landing string and th on deck
17:00 - 17:45: Installed casing slips and control line spooler
17:45 - 18:00: Performed pre-job meeting to pull and l/d 7in tubing
18:00 - 18:15: L/d 3x pup joints
18:15 - 19:00: Pulled and l/d 2x joints of tubing
19:00 - 19:15: Performed pre-job meeting to pull and l/d 7in tubing w/ new crew
19:15 - 19:30: Checked red zone barriers and equipment
19:30 - 00:00: Pull and l/d 7in tubing from 2573m to 2109m, spooled control line. Pulled and l/d DHSV assembly. Average pulling speed 8,5 joints/hour. Totally pulled 39joints and DHSV assy

24-hour summary: engaged THRT and released th r/u WL, cut tubing on WL pulled th pulled 7in tubing to 2109m