Hourly activities:
00:00 - 00:30: Continued to POOH with 10 3/4in casing from 334 to 256m. Average pulling speed 8,7 joints/hr
00:30 - 00:45: Performed pre-job meeting to change handling gear
00:45 - 01:00: Changed handling equipment for 9 5/8in casing
01:00 - 01:45: Attempted to break 10 3/4in x 9 5/8in x-over. Not able to set tongs on the x-over due to no handling pup and od of x-over bigger than collar of 10 3/4in. Repositioned x-over below and set lower tong jaws on x-over, confirmed length above 9 5/8in collar is not too long to pick up with elevator. Broke 10 3/4in joint from x-over and l/d x-over together w/ 9 5/8in joint
01:45 - 02:00: Changed BX inserts to 9 5/8in
02:00 - 04:45: Continued to POOH with 9 5/8in casing from 232 to 0m. Used manual slips. Average pulling speed 7,6 joints/hr, totally pulled 61 joints. Meanwhile finished w/ pumping postflush after batch#3 of drilling slop on f-4. Total drilling slop pumped for batch#3 of 250m3, postflush pumped of 140m3 batch#3), 1000l/min 150bar. Stopped injection for 2 hours
04:45 - 05:00: Cleaned and cleared rig floor
05:00 - 05:15: Performed pre-job meeting to r/d casing tong
05:15 - 06:30: R/d casing tong
06:30 - 06:45: Performed pre-job meeting to m/u combined cutter/ezsv plug BHA
06:45 - 07:30: P/u cutting assy and broke off taper mill. M/u m/u combined cutter/ezsv plug BHA
07:30 - 07:45: Removed master bushing, installed drill pipe slips
07:45 - 09:30: RIH w/ combined cutter/ezsv plug BHA from 13 m to 878 m Average tripping speed 500 m/hr. Meanwhile continued w/ pumping drilling slop batch#4 on f-4. Total preflush pumped of 70m3 batch#4), 1000l/min 145bar
09:30 - 09:45: Set EZSV 877. 5m. Released running tool w/ 25t overpull, tagged plug w/ 10 ton
09:45 - 10:30: Established and recorded parameters before cutting casing. 80 RPM 1-6 KNM, 400 l/min 42 bar, 500 l/min 60 bar, 600 l/min 83bar. Cut casing 867. 5m, 80rpm, 22 KNM, 400 l/min 42bar. Observed good indication of cut pressure dropped to 5 bar when cut performed, pulled up 1m and pressure increased to 42bar again. Meanwhile continued w/ pumping drilling slop batch#4 on f-4, started pumping drilling slop, batch#4, 1000l/min 145bar
10:30 - 10:45: Flow checked well. Static. Dropped drift inside stand
10:45 - 12:15: POOH wet w/ combined cutter/ezsv tool BHA from 868 m to 0 m. Avg. Tripping speed 580 m/hr. Used mud bucket
12:15 - 12:30: Removed drill pipe slips, installed master bushing
12:30 - 13:00: Broke off and l/d EZSV running tool and x-overs, m/u taper mill to bottom of cutter and l/d cutter asembly
13:00 - 13:15: Performed pre-job meeting to p/u perforation BHA Meanwhile changed BX inserts to 4,5in
13:15 - 14:15: P/u perforation BHA
14:15 - 14:45: RIH w/ perforation BHA from 15 m to 145,5 m shot)
14:45 - 15:15: Closed UPR, opened choke. Applied 10 bar on IBOP. Opened IBOP to confirm line up. Filled string. Opened UPR, broke off TDS and dropped 1 3/8 ball in string. M/u TDS. Closed UPR and opened choke. Fired guns with 160 l/min 138 bar. Top shot at 142,5m, bottom shot at 145,5m. Continued to circulate w/ 160l/min 2 bar. No gas observed in returns
15:15 - 15:45: Increased pump rate to 1000l/min. Pressure went up to 25 bar and then dropped and stabilized at 4 bar. Circulated 1x bu, observed small losses, quickly stabilized, gas reading close to 0 in fluid and no readings in air. Stoped pumps
15:45 - 16:15: Flowchecked well over the choke for 15 min. Stable. Open UPR, flow checked well with BOP open, stable. Meanwhile finished w/ pumping postflush after batch#4 of drilling slop on f-4. Total drilling slop pumped for batch#4 of 220m3, postflush pumped of 140m3 batch#4), 1000l/min 145bar. Stopped injection
16:15 - 16:30: POOH w/ perforation BHA from 146 m to 15 m
16:30 - 17:00: L/d perforation BHA All shots fired
17:00 - 17:15: Performed pre-job meeting to p/u EZSV assembly
17:15 - 18:00: P/u EZSV assembly
18:00 - 19:45: P/u 2x 3m pup joints and 1x 1. 5m pup joint for spaceout and RIH w/ EZSV assembly to 845m. Average running speed 480m/hour
19:45 - 20:00: M/u side entry sub assembly
20:00 - 20:45: M/u TDS and recorded weights up/down 98t/91t. Washed setting area w/ l/min. Set EZSV plug at 855,3m, tagged plug w/ 10t and keep 10t weight on EZSV
20:45 - 21:00: Closed UPR, confirmed line up through the choke and MGS
21:00 - 22:45: Pumped 10m3 hi-vis pill at 900l/min 14bar, continued to displace c-annulus to sea water, staged up pumps to 1700l/min 38bar. MAX gas 2,6 1-2 ppm h2s in fluid. Oil base mud in returns initially and sea water towards the end. Totally sea water pumped of 1,4x bu
22:45 - 23:00: Opened UPR and closed choke, flow checked the well. Stable. Meanwhile held TBT before cement job
23:00 - 23:15: Connected cement hose and LT valve
23:15 - 00:00: Pumped 20m3 wash pill ahead of cement job, 1300l/min 13,4bar. Verified line up for cement job

24-hour summary: finished puling 10 3/4in casing to x-over pulled 9 5/8in casing installed 14in EZSV cut 14in casing punched below 14in subsea casing hanger installed 14in EZSV displaced c-annulus to sea water