Hourly activities:
00:00 - 01:15: Skidded cantilever to 1. 5m port and 6. 75m aft to f09
01:15 - 01:30: Performed pre-job meeting to n/d spacer spool and tubing bonnet
01:30 - 04:15: Prepared for lifting of spacer spool and tubing bonnet w/ ball valve, using double lift slings from top drive. Opened ball valve. Released lock ring on tubing bonnet. Lifted assembly trough rotary and l/d. Removed c-ring. Meanwhile built scaffolding around f09
04:15 - 04:30: Performed pre-job meeting to run surface riser
04:30 - 05:30: Connected lifting bridle to surface riser, attached crane for tailing riser in. P/u riser, RIH, connected same to wellhead. Secured riser in moonpool and removed lifting bridle
05:30 - 05:45: Performed pre-job meeting to handle diverter
05:45 - 07:00: P/u and run diverter, pressured up system. Installed outer rings, master bushing and BX elevators to bails
07:00 - 07:15: Performed pre-job meeting to spot casing tong
07:15 - 08:00: Spot casing tong and slips on rig floor. Meanwhile fill well with SW using trip tank, unable to keep well full
08:00 - 08:30: P/u th running tool, RIH same and engage to th
08:30 - 09:00: Pulled th with 20t overpull, POOH and racked DP stand
09:00 - 09:15: Performed pre-job meeting to r/u casing tong
09:15 - 10:45: R/u casing tong on the rig floor
10:45 - 12:00: Removed master bushing and pulled th above RKB. L/d th assembly to deck. Changed BX inserts and installed power slips
12:00 - 12:30: Attempted to move th to cantilever with PDM, too high winds
12:30 - 12:45: Performed pre-job meeting to move th from HTS to starboard side of the rig floor
12:45 - 13:00: Moved th from HTS and landed on starboard side of drill floor
13:00 - 15:15: Pulled and l/d 7 5/8in tubing, spooled ESP cable at the same time. Average pulling speed 5,3joints/hour. Totally pulled 12 joints
15:15 - 16:00: Accidently dropped 212m of tubing string by operator error. Performed time out for safety conversation with all involved. Took pictures
16:00 - 18:00: L/d tubing joint from HTS, removed power slips and r/d casing tong. Meanwhile inspected PRS before further use. Problem with FWD PRS. Moved casing tong to forward IRN track.
18:00 - 19:00: P/u and m/u spear BHA to fish 7 5/8in tubing string. RIF and tagged top of the fish at 200m
19:00 - 20:30: Worked string f/ 200. 1m to 200. 7m with up to 6t wob while rotating at 5rpm CCW 5knm. Not able to engage the fish
20:30 - 21:00: POOH w/ spear BHA from 200m to surface. Inspected spear. Observed bull nose missing in the well
21:00 - 21:45: Evaluated situation. Discussed situation w/ onshore organisation. Meanwhile performed TBT to pick up junk mill BHA
21:45 - 22:15: P/u and m/u junk mill BHA
22:15 - 23:00: RIH w/ junk mill BHA to 194m. M/u TDS, took up/down weights 80t/76t. Tagged top of fish at 200m w/ 5t
23:00 - 23:15: Evaluated situation. Discussed situation w/ onshore organisation. Agreed to carry on with setting EZSV and surface cement plug
23:15 - 00:00: POOH w/ junk mill BHA. L/d same

24-hour summary: skid the cantilever to f-9 n/d spacer spool and tubing bonnet installed surface riser and diverter released th and pull 12joints of tubing. Accidently lost tubing string in the hole attempted to fish tubing string