Hourly activities:
00:00 - 00:15: Continued to install BPV plug for drop protection and xmas tree lifting cap. Meanwhile worked to perform BOP test no5
00:15 - 02:30: Remove scaffolding from around xmas tree and r/d electric and hydraulic lines from xmas tree. Meanwhile performed pre-job meeting to n/d xmas tree, pressure tested BOP test no5
02:30 - 03:15: Removed hatches and beam between slots. Meanwhile worked to pressure test BOP test no6, 7
03:15 - 04:00: Removed master bushing and outer ring. Lowered diverter chains on TDS bails to wellhead and attached to x-tree. Meanwhile pressure tested BOP test no7
04:00 - 04:15: Performed pre-job meeting to lift xmas tree
04:15 - 05:15: Took weight as per lifting plan and removed grayloc clamp. Lifted x-tree to moonpool. Transfered load to gantry crane in moonpool. Attached lifting arrangement from TDS to spacer spool
05:15 - 06:30: Released NT-2 connector on wellhead, had difficulties to release 2x tight bolts. Meanwhile prepared HP riser on rig floor
06:30 - 08:15: Cut control lines, installed communication collar and dart on BPV, cleaned up seal area. Meanwhile p/u riser from HTS
08:15 - 08:45: Installed covers in moonpool using rigfloor winch
08:45 - 09:15: P/u and RIH HP riser and m/u NT-2 connector
09:15 - 11:00: Removed scaffolding from test stump and built scaffolding around HP riser. Performed checks prior to skid BOP to well center. Meanwhile worked to m/u TDS test assembly
11:00 - 11:15: Performed pre-job meeting to move BOP to well center
11:15 - 12:00: Skidded BOP to well center and landed off on HP riser. Meanwhile pressure tested kelly hose to 20/345 bar, 5/10 min
12:00 - 12:15: Performed pre-job meeting to m/u NT-2 connector
12:15 - 13:30: M/u NT-2 connector. Meanwhile pressure tested upper/lower ibops and 2x fosvs to 20/345 bar, 5/10 min
13:30 - 13:45: Performed pre-job meeting to connect tension cylinders
13:45 - 15:00: R/u tension system
15:00 - 15:15: Performed pre-job meeting to handle slick joint
15:15 - 16:00: Removed master bushing, RIH with slick joint and m/u same, measured RKB to top of annular 5. 78m
16:00 - 16:15: Performed pre-job meeting to handle diverter
16:15 - 17:45: P/u and RIH w/ diverter and landed off. Continued m/u slick joint. Meanwhile removed chains from bails and connected overshot hose. Energized overshot, lined up and filled hole with 3m3. No leaks observed
17:45 - 18:00: Lined up cement unit through kill HCR, closed bsrs. Applied 20 bar to kill HCR valve to confirm line up
18:00 - 18:30: With slick joint made up, fine tuned tension cylinders for equal pull
18:30 - 19:00: Performed connection test to 20/345 bar 5/10 min, good test
19:00 - 19:30: Finished to m/u slick joints, cleaned and cleared rig floor
19:30 - 20:00: Changed handling equipment to 3. 5in DP
20:00 - 20:15: Performed pre-job meeting to retrieve dart and BPV
20:15 - 21:15: Retrieved dart from BPV
21:15 - 21:45: Retrieved BPV
21:45 - 22:15: R/b 3. 5in DP, l/d retrieval tool
22:15 - 22:30: Changed handling gear, prepared for running THRT
22:30 - 22:45: Performed pre-job meeting to r/u casing tong
22:45 - 23:30: R/u casing tong
23:30 - 23:45: Performed pre-job meeting to run w/ THRT and landing string
23:45 - 00:00: P/u and RIH with tubing hanger running tool

24-hour summary: installed BPV plug n/d xmas tree and spacer spool n/u high pressure riser and BOP retrieved BPV plug p/u THRT