Judul: Analisis Kinerja Waktu dan Pemodelan 3D menggunakan Software Tekla Structures17 Pada Proyek Pabrik Astra Honda Motor, Cikampek.
Abstrak: In general, the construction project has an implementation plan and specific implementation schedule. However, along with the times, the level of difficulty to manage and run the project higher. Construction project management is planning, organizing, directing and controlling resources to achieve short-term goals that have been determined. The research, conducted in March-May 2015 is located in the industrial area of Bukit Indah City, Cikampek, Karawang. Time performance analysis on the development of Astra Honda Motor factory using critical path method is done with the help of Microsoft Project 2013 program. With some additional information that is required, 3D modeling is done based on the Detail Engineering Design data of plant development project Astra Honda Motor. Then the time performance is analyzed using the task manager at Tekla Structure 17 in the form of barchart. Analysis of the S curve construction November to April in the above it can be seen that the resulting zero deviation. Deviation of zero is the desired target by the contractor. As one of the problems that occur include delays in development caused by erratic weather, lack of manpower, and financially.
Keyword: barchart, Cikampek, contractor, deviation, Tekla Structure 17

Judul: Analisis pada Pembangunan Gedung AD Premier Berdasarkan Tahapan Kinerja Waktu Menggunakan Microsoft Project 2010 dan Pemodelan 3D Menggunakan Software Tekla 17
Abstrak: In the implementation of a project, there are some aspects that should be concern, such as limited time, cost and good quality and safety. A construction project must be able to achieve a good performance. Therefore, it takes an instrument and method to analyzethe performance of the project during the project underway, especially the time performance. This study will be focused in analyzing project management that is time performance at AD Premier construction PT. Waskita Karya Tbk. this study will be comparing AD Premier development project wich use barchart and S curve with critical method, by using Microsoft Project 2010 software to analyzeof this study shows that the library building has already been built corresponding plan and has appropriatewith critical path method. There is some discrepancies identified comparing with plan schedule, it show that some works has done behind schedule, but overall the construction can be finished on schedule. Realization of the cumulative weekly weight always exceeds cumulative monthly weight plan, with the smallest value at first week +1.926% and the largest value at thirteenth week +4.203%. At last the project management on time performance during the AD Premier construction PT. Waskita Karya Tbk. shows a good performance.
Keyword: Microsoft Project., Structure, Based Stage on Time, Building

Judul: Ornithonyssus Bursa (Berlese, 1888) Famili Macronyssidae yang Menyerang Unggas Dan Penaggulangannnya
Abstrak: Ornithonyssus bursa adalah tungau penghisap darah pada unggas di daerah tropis dan subtropis. Tungau ini relatif kecil, dengan panjang tubuh antara 700-1000 mikron dan lebarnya 250-490 mikron. Tubuhnya bulat berwarna coklat kekuningan sebelum menghisap darh dan berwarna merah setelah menghisap darah dari induk semangnya.
Keyword: