Judul: Analisis pada Pembangunan Gedung AD Premier Berdasarkan Tahapan Kinerja Waktu Menggunakan Microsoft Project 2010 dan Pemodelan 3D Menggunakan Software Tekla 17
Abstrak: In the implementation of a project, there are some aspects that should be concern, such as limited time, cost and good quality and safety. A construction project must be able to achieve a good performance. Therefore, it takes an instrument and method to analyzethe performance of the project during the project underway, especially the time performance. This study will be focused in analyzing project management that is time performance at AD Premier construction PT. Waskita Karya Tbk. this study will be comparing AD Premier development project wich use barchart and S curve with critical method, by using Microsoft Project 2010 software to analyzeof this study shows that the library building has already been built corresponding plan and has appropriatewith critical path method. There is some discrepancies identified comparing with plan schedule, it show that some works has done behind schedule, but overall the construction can be finished on schedule. Realization of the cumulative weekly weight always exceeds cumulative monthly weight plan, with the smallest value at first week +1.926% and the largest value at thirteenth week +4.203%. At last the project management on time performance during the AD Premier construction PT. Waskita Karya Tbk. shows a good performance.
Keyword: Microsoft Project., Structure, Based Stage on Time, Building

Judul: Analisis Kinerja Waktu Pada Proyek Pembangunan Gedung Perpustakaan Dengan Menggunakan Metode Jalur Kritis (Studi Kasus : Proyek X Oleh PT. ABC)
Abstrak: Construction in Indonesia is still continuing to meet a range of facilities required. In the implementation of a project, there are some aspects that should be concern, such as limited time, cost, and good in quality and safety. Limited availability of time on the project development is a challenge that must be resolved by implementing the development. A good and reliable project management is the main key of development project can be completed according to plan. Performances of a project, including time, cost, and also quality and safety performance. A construction project must be able to achieve a good performance. Therefore, it takes an instrument and method to analyze the performance of the project during the project underway, especially the time performance. This study will be focused in analyzing project management that is time performance at library construction Project X by PT. ABC. This study will be comparing library development project which use Barchart and S curve with Critical Path Method, by using Microsoft Project 2010 software to analyze time performance every week during construction. Analyze of this study shows that the library building has already been built corresponding plan and has appropriate with critical path method. There is some discrepancies identified comparing with plan schedule, it shows that some works has done behind schedule, but overall the construction can be finished on schedule. Realization of the cumulative weekly weight always exceeds cumulative weekly weight plan, with the smallest value at first week (+0.4888%) and the largest value at thirteenth week (+10.4538%). But, there are several weeks of work that realization of the cumulative weekly weight does not reach the plan, at sixth week (-2.3986%), seventh week (-1.3036%), and the tenth week (-1.7140%). At last the project management on time performance during the library construction Project X by PT. ABC shows a good performance.
Keyword: 

Judul: Koksidiosis Pada Usus Halus Kelinci Yang Disebabkan Oleh Eimeria magna
Abstrak: Penyakit yang disebabkan oleh infeksi protozoa dari genus Eimeria pada usus halus kelinci, disebut kok- sidiosis usus (Intestinal Coccidiosis). Salah satu jenis coccidia penyebabnya adalah E. magna. E. magna ini adalah parasit intraseluler, yang menyerang usus halus kelinci terutama bagian jejunum dan ileum. Dalam siklus hidupnya E. magna mengalami tiga tahap perkembangan, yaitu: 1. Skizogoni. Pada tahap ini terjadi pembentukan skizon, ukurannya berkisar antara 10-20 น. 2. Gametogoni. Pada tahap ini terjadi perkembangan seksual, terjadi lima hari setelah infeksi. 3. Sporogoni. Pada tahap ini terjadi pembentukan spora, bentuk ini dapat menginfeksi kelinci lainnya. Ookista yang bersporulasi dapat menginfeksi kelinci dalam suatu peternakan. Ookista ini berbentuk oval kadang kadang elips, panjangnya 28-42 u dan lebarnya 20-26 u. Apabila kelinci terinfeksi oleh ookista ini, dapat menurunkan berat badan terus menerus dan akhirnya menimbulkan kematian. Kelinci yang berumur muda lebih sering terserang penyakit ini dari pada kelinci dewasa, sehingga sering menyebabkan kerugian pada peternak. Gejala klinis yang terlihat tergantung dari banyaknya jumlah ookista yang termakan oleh kelinci. Kelinci muda sering terinfeksi oleh sejumlah besar ookista yang dapat menyebabkan kematian mendadak tanpa memperlihatkan gejala klinis terlebih dahulu. Pada infeksi akut terlihat gejala-gejala penurunan berat badan, dehidrasi, banyak minum, diare yang hebat dan sering menimbulkan kematian. ...
Keyword: