Judul: Analisis pada Pembangunan Gedung AD Premier Berdasarkan Tahapan Kinerja Waktu Menggunakan Microsoft Project 2010 dan Pemodelan 3D Menggunakan Software Tekla 17
Abstrak: In the implementation of a project, there are some aspects that should be concern, such as limited time, cost and good quality and safety. A construction project must be able to achieve a good performance. Therefore, it takes an instrument and method to analyzethe performance of the project during the project underway, especially the time performance. This study will be focused in analyzing project management that is time performance at AD Premier construction PT. Waskita Karya Tbk. this study will be comparing AD Premier development project wich use barchart and S curve with critical method, by using Microsoft Project 2010 software to analyzeof this study shows that the library building has already been built corresponding plan and has appropriatewith critical path method. There is some discrepancies identified comparing with plan schedule, it show that some works has done behind schedule, but overall the construction can be finished on schedule. Realization of the cumulative weekly weight always exceeds cumulative monthly weight plan, with the smallest value at first week +1.926% and the largest value at thirteenth week +4.203%. At last the project management on time performance during the AD Premier construction PT. Waskita Karya Tbk. shows a good performance.
Keyword: Microsoft Project., Structure, Based Stage on Time, Building

Judul: Analisis Kinerja Waktu dan Pemodelan 3D menggunakan Software Tekla Structures17 Pada Proyek Pabrik Astra Honda Motor, Cikampek.
Abstrak: In general, the construction project has an implementation plan and specific implementation schedule. However, along with the times, the level of difficulty to manage and run the project higher. Construction project management is planning, organizing, directing and controlling resources to achieve short-term goals that have been determined. The research, conducted in March-May 2015 is located in the industrial area of Bukit Indah City, Cikampek, Karawang. Time performance analysis on the development of Astra Honda Motor factory using critical path method is done with the help of Microsoft Project 2013 program. With some additional information that is required, 3D modeling is done based on the Detail Engineering Design data of plant development project Astra Honda Motor. Then the time performance is analyzed using the task manager at Tekla Structure 17 in the form of barchart. Analysis of the S curve construction November to April in the above it can be seen that the resulting zero deviation. Deviation of zero is the desired target by the contractor. As one of the problems that occur include delays in development caused by erratic weather, lack of manpower, and financially.
Keyword: barchart, Cikampek, contractor, deviation, Tekla Structure 17

Judul: Koksidiosis Pada Usus Halus Kelinci Yang Disebabkan Oleh Eimeria magna
Abstrak: Penyakit yang disebabkan oleh infeksi protozoa dari genus Eimeria pada usus halus kelinci, disebut kok- sidiosis usus (Intestinal Coccidiosis). Salah satu jenis coccidia penyebabnya adalah E. magna. E. magna ini adalah parasit intraseluler, yang menyerang usus halus kelinci terutama bagian jejunum dan ileum. Dalam siklus hidupnya E. magna mengalami tiga tahap perkembangan, yaitu: 1. Skizogoni. Pada tahap ini terjadi pembentukan skizon, ukurannya berkisar antara 10-20 น. 2. Gametogoni. Pada tahap ini terjadi perkembangan seksual, terjadi lima hari setelah infeksi. 3. Sporogoni. Pada tahap ini terjadi pembentukan spora, bentuk ini dapat menginfeksi kelinci lainnya. Ookista yang bersporulasi dapat menginfeksi kelinci dalam suatu peternakan. Ookista ini berbentuk oval kadang kadang elips, panjangnya 28-42 u dan lebarnya 20-26 u. Apabila kelinci terinfeksi oleh ookista ini, dapat menurunkan berat badan terus menerus dan akhirnya menimbulkan kematian. Kelinci yang berumur muda lebih sering terserang penyakit ini dari pada kelinci dewasa, sehingga sering menyebabkan kerugian pada peternak. Gejala klinis yang terlihat tergantung dari banyaknya jumlah ookista yang termakan oleh kelinci. Kelinci muda sering terinfeksi oleh sejumlah besar ookista yang dapat menyebabkan kematian mendadak tanpa memperlihatkan gejala klinis terlebih dahulu. Pada infeksi akut terlihat gejala-gejala penurunan berat badan, dehidrasi, banyak minum, diare yang hebat dan sering menimbulkan kematian. ...
Keyword: