Judul: Aplikasi Building Information Modeling (BIM) Menggunakan Software Tekla Structures 17 Pada Konstruksi Gedung Kuliah Tiga Lantai Fahutan IPB, Bogor
Abstrak: Building Information Modeling is the process of managing building data during the construction cycle. In this research Building Information Modeling (BIM) by using Tekla Structures software version 17 was applied on a three floors building of Fahutan IPB. This software has many good advantages in order to be considered as the best one solution in solving civil engineering problems. This research objective was to apply one BIM software to model the three floors building of Fahutan IPB in 3D and 4D, and to present the integrated information aspects of that building by using Tekla Structures software. In modeling the building, it required the as built drawing and schedule which was obtained from the Directorate of Facilities and Property of IPB. The building modeling process in this study was first started by drawing the structure such as foundations, columns, beams, slabs, reinforcement and followed by the implementation of schedule for each job structure. The result was four dimensions (4D) modeling that was poured in 3D modeling with contained scheduling features in one file of Tekla Structures. This research produced information that represented in Tekla Structures software such as building dimensions, volume of material, and output of project implementation schedule.
Keyword: 

Judul: Aplikasi Building Information Modeling dan Analisis Kinerja Waktu pada Pembangunan Gedung Fakultas Ekonomi dan Manajemen IPB menggunakan Tekla Structures
Abstrak: Saat proses pelaksanaan proyek konstruksi analisis mengenai building information modeling (BIM) akan memberikan gambaran yang lebih jelas terhadap kinerja manajemen proyek yang terintegrasi dengan model bangunan secara keseluruhan. Selain itu, aspek penting dari manajemen konstruksi adalah kinerja waktu. Penelitian ini bertujuan untuk mengaplikasikan BIM sampai pemodelan 4D dan menganalisis kinerja waktu pada proyek pembangunan gedung FEM IPB. Penerapan BIM pada penelitian ini dilakukan dengan menggunakan Tekla Structures. Pemodelan 3D meliputi pemodelan pondasi, kolom, balok, pelat, dan atap. Pemodelan 4D dilakukan dengan penambahan jadwal pekerjaan pada pemodelan 3D yang telah dibuat. Analisis kinerja waktu dilakukan dengan metode kurva S. Penerapan BIM telah dilakukan hingga diperoleh pemodelan 3D dan 4D. Berdasarkan nilai deviasi, proyek ini mengalami keterlambatan pada bulan Oktober dan November sebesar -4.4250% dan -4.617%. Keterlambatan tersebut dikarenakan faktor cuaca dan tenaga kerja. Keterlambatan dapat diatasi dengan penambahan tenaga kerja, jam kerja, dan alat penunjang.
Keyword: BIM, kinerja waktu, kurva S, manajemen konstrusi, Tekla Structures

Judul: Sarcosporidiasis in slaughter animals
Abstrak: Sarcocystis which belong to the generally occuring parasites for they are found almost all over the countries of the world. Infection of Sarcocystis usually throught inges- tion of feces or flesh of infected animals. The pathogenesis of Sarcosporidiasis is considered as benign but when the Sarcocystis die in a host, sarcocystin or sarcosporidin is liberated thereby which lead to condemnation of meat in the abattoir. Besides condemnation of meat, Sarcocystis also causes: loss of appetite, anemia, lameness, weakness in the lion, diarrhea, fever, pyrexia, paralysis, emaciation, neuro logical disturbances, etc. " Amprolium "at the rate of 100 mg/Kg body weight per day has been practiced for prevention or to minimize Sarco- sporidiasis. Treatment must be started during incubation period. Shedding of Sarcocystis sporocysts in the feces of carnivores is the key factor in the spread of Sarcocystis infection. Therefore, control efforts must be based primarily on measures designed to break the cycle of Sarcocystis.
Keyword: