Judul: Penerapan Building Information Modeling (BIM) pada Pembangunan Struktur Gedung Perpustakaan IPB menggunakan Software Tekla Structures 17
Abstrak: Building Information Modeling (BIM) is an approach to building design, construction, and management. Tekla software is a new revolution in the field of engineering structures has several advantages over other application program that allows to create and manage data accurately and in detail, and can create 3D models of structures and materials without forgetting the complex structure. This study was intended to conduct IPB’s library building modeling with BIM software (Tekla Structures 17) in 3D and 4D and to explore the advantages of BIM that easier the coordination, speed the information, and save the cost. The research method involves the preparation stage, secondary data collection, and modeling using Tekla Structures 17. In the modeling stage, the first thing to do was to create a grid, and continued with the structure of the building foundations, pile caps, beams, slabs, and columns from floor to roof. In modeling with Tekla software, dimensions and type of materials used can be selected directly on each piece. Tekla software has tools that can simplify the design up to the time of implementation, including Orginizer Model and Task manager. With BIM, all building information was presented into one file so that it can save time and costs. BIM 4D modeling is very good if applied on existing development in Indonesia.
Keyword: 

Judul: Aplikasi Building Information Modeling dan Analisis Kinerja Waktu pada Pembangunan Gedung Fakultas Ekonomi dan Manajemen IPB menggunakan Tekla Structures
Abstrak: Saat proses pelaksanaan proyek konstruksi analisis mengenai building information modeling (BIM) akan memberikan gambaran yang lebih jelas terhadap kinerja manajemen proyek yang terintegrasi dengan model bangunan secara keseluruhan. Selain itu, aspek penting dari manajemen konstruksi adalah kinerja waktu. Penelitian ini bertujuan untuk mengaplikasikan BIM sampai pemodelan 4D dan menganalisis kinerja waktu pada proyek pembangunan gedung FEM IPB. Penerapan BIM pada penelitian ini dilakukan dengan menggunakan Tekla Structures. Pemodelan 3D meliputi pemodelan pondasi, kolom, balok, pelat, dan atap. Pemodelan 4D dilakukan dengan penambahan jadwal pekerjaan pada pemodelan 3D yang telah dibuat. Analisis kinerja waktu dilakukan dengan metode kurva S. Penerapan BIM telah dilakukan hingga diperoleh pemodelan 3D dan 4D. Berdasarkan nilai deviasi, proyek ini mengalami keterlambatan pada bulan Oktober dan November sebesar -4.4250% dan -4.617%. Keterlambatan tersebut dikarenakan faktor cuaca dan tenaga kerja. Keterlambatan dapat diatasi dengan penambahan tenaga kerja, jam kerja, dan alat penunjang.
Keyword: BIM, kinerja waktu, kurva S, manajemen konstrusi, Tekla Structures

Judul: Enrichment of organic selenium, inorganic selenium and  vitamin E in quail products through its supplementation in the diet and its potency  of quail eggs as an ingredient in selenium-rich egg juice
Abstrak: This study was aimed to achieve an optimum level of combine organic selenium, inorganic selenium and vitamin E in obtaining the best production and reproduction as well as the highest level of selenium in quail eggs. This study was conducted from January to August 2008. Numbers of observed quails were 720 (360 females and 360 males). The treatments were applied when the quails were six weeks old. Nine treatment diets were: To (commercial diet), T1(0.46 ppm inorganic Se + 43.50 ppm vitamin E), T2 (0.46 ppm inorganic Se + 87.00 ppm vitamin E), T3 (0.92 ppm inorganic Se + 43.50 ppm vitamin E), T4 (0.92 ppm inorganic Se +87.00 ppm vitamin E), T5 (0.46 ppm organic Se + 43.50 ppm vitamin E), T6 (0.46 ppm organic Se + 87.00 ppm vitamin E), T7(0.92 ppm organic Se + 43.50 vitamin E) and T8(0.92 ppm organic Se + 87.00 ppm vitamin E).
Keyword: egg yolk, glutathione peroxidase ( GSH-Px), hedonic test, rank test