Great Western Railway Routes — House of Commons, 2016-02-08
Topic: Transportation
Andrew Joseph McDonald (Labour, Centre-left): I have given way. Mark Carne, Network Rail’s chief executive, told Members of Parliament in October that the estimate for the project had been £874 million in January 2013, and £1.5 billion in September 2014. He said that because of "inadequate planning", the cost of electrification could now reach £2.8 billion The upgrades that were expected to have been completed by 2018 are significantly behind schedule. Under the original plan, the Reading to Didcot route should already have been completed, and routes to Oxford and Bristol were on schedule to be completed this year. Didcot is now expected to be two years late, in 2017, and Newbury and Oxford three years late, in 2018 and 2019 respectively. Bristol Temple Meads will not have electric trains until 2020, and the east-west rail link from Oxford to Bletchley is delayed until the early 2020s Some of those improvements have been delayed by up to four years, significantly affecting commuters who rely on the Great Western line, as well as on the towns and cities that the line serves. Progress on the Great Western electrification has been hampered by this Government putting electrification on hold after the 2010 election, and not fully confirming the project until July 2012, meaning that essential planning work was delayed. The Office of Rail Regulation has said that because a number of major enhancements were added to control period 5 at a relatively late date, several important projects were started in 2014 without being fully assessed. At the start of control period 5, £7 billion of the £12 billion of enhancement spending had not been signed off by the regulator. Calvin Lloyd, Network Rail’s head of long-term planning and funding said: "There are cost pressures across the whole portfolio of enhancement projects, which should not be a surprise to anyone given that we did not have the level of confidence we might have wished at the start." It is the taxpayer, commuters and those who rely on Great Western who will suffer the consequences of poor cost estimation and poor planning. If the Great Western tracks are not electrified according to schedule, the Department will be liable to pay compensation to the private consortium that is delivering the new generation of electric intercity express programme trains. The Department for Transport is considering converting electric IEP trains so they can run on diesel, at an unclear cost to the taxpayer. They may not be able to reach speeds of 125 mph, raising fears that some journeys could actually slow down, compared with today, if electrification is delayed. The Government’s plans for replacing uncomfortable and inaccessible Pacer trains on branch lines in the south-west are dependent on the success of the electrification programme. If the Great Western electrification project is significantly delayed, passengers in the south-west could endure vehicles for years that the Government have, quite rightly, said are unacceptable in the north of England Poor planning and the premature announcement of projects have left commuters uncertain of the future of the Great Western, yet the Government were repeatedly warned that rising costs could lead to some projects being delayed or cancelled. Labour first raised problems with the Great Western main line electrification programme in May 2014, just weeks into the start of the investment period, and challenged the Government to explain which electrification projects will be delayed or cancelled as a consequence of rising costs. Those concerns were echoed by the Transport Committee, which warned in January 2015: "We are concerned that key rail enhancement projects—such as electrification in the North and North West of England—have been announced by Ministers without Network Rail having a clear estimate of what the projects will cost, leading to uncertainty about whether the projects will be delivered on time, or at all." Worse still, commuters were kept in the dark by the Government throughout this period. The chief executive of Network Rail confirmed: "In mid-March 2015, Network Rail informed the Department for Transport that decisions may need to be made in the coming months about the deferral of certain schemes." However, Ministers in the Department are still refusing to say whether they were informed before the election of the plans to defer major schemes. It is now clear that the agreed work could never have been delivered within the agreed budget and timeframe. Yet Network Rail, the Department for Transport and the regulator, the Office of Rail and Road, signed up to the plans anyway, resulting in a great deal of unnecessary uncertainty and confusion. It is passengers and the public who pay the price for such failures, and serious questions must be asked of the Government about how such a shambles was allowed to occur on their watch It will be a great relief to passengers reliant on the Great Western that track upgrades will arrive late rather than never. We on the Labour Benches encourage the Government properly to examine their adequacy and the adequacy of Network Rail in budgeting, planning and delivering such programmes in future. It is those issues that should be focused on, so it is an issue of concern that Nicola Shaw, who is heading the Department’s review of the future of Network Rail, has said that privatisation of Network Rail is an option that is on the table. The Government should be asking how better to deliver major projects such as rail electrification in the future, not looking to devote time to managing yet further privatisation and fragmentation of our national rail infrastructure.