In the United States Court of Federal Claims

No. 08-237 C

Filed December 29, 2014*

(*Originally Filed Under Seal December 11, 2014)

ALABAMA POWER COMPANY, 

GEORGIA POWER COMPANY, 

and SOUTHERN NUCLEAR 

OPERATING COMPANY, INC.

Plaintiffs,

v.

THE UNITED STATES,

 Defendant.

)

)

)

)

)

)

)

)

)

Spent Nuclear Fuel; Standard Contract 

Requirements; Breach of Contract 

Damages; Proof of Causation; Loading 

Costs; Equipment and Plant 

Modifications Costs; and Nuclear 

Regulatory Commission Fees.

Eric B. Langley, Balch & Bingham, LLP, Birmingham, AL, for plaintiffs. 

M. Stanford Blanton, K.C. Hairston, Jason B. Tompkins, and Adam K. Israel, of 

counsel.

James P. Connor, Commercial Litigation Branch, Civil Division, United 

States Department of Justice, Washington, D.C., with whom appeared Stuart F. 

Delery, Acting Attorney General, Robert E. Kirshman, Jr., Director, Marian E. 

Sullivan, Assistant Director, for defendant. Eric P. Bruskin, Alexis J. Echols, and 

Shari A. Rose, Trial Attorneys. Jane K. Taylor, Office of the General Counsel, 

United States Department of Energy, Washington, D.C., of counsel.

OPINION

Merow, Senior Judge

Plaintiffs Alabama Power Company (“Alabama Power”), Georgia Power 

Company (“Georgia Power”), and Southern Nuclear Operating Company, Inc. 

(“Southern”) (collectively “plaintiffs”)1

, initially filed suit in this court in 1998, 

alleging the government’s breach of its contractual obligations related to the

removal of spent nuclear fuel (“SNF”) from plaintiffs’ facilities. See S. Nuclear

Operating Co., et al. v. United States, No. 98-cv-614 (Fed. Cl. filed July 29, 1998). 

1

Alabama Power and Georgia Power own and operate nuclear power plants, and Southern is the 

holding company for those entities. See Tr. at 237:23-238:11 (Bunt). 

 
In that first round of litigation, the court granted summary judgment on liability in 

favor of plaintiffs. See id. at Doc. 234. 

The parties went to trial on the issue of damages, and after detailed 

consideration of plaintiffs’ claims, the court concluded that:

The contracts have been breached by a series of delays that now 

continue into 2017 and perhaps 2018. As a result, plaintiffs have built 

dry storage and reracked, . . . mitigating efforts that would not have 

been necessary if DOE had commenced performance at any 

reasonable pickup rate. 

S. Nuclear Operating Co., et al. v. United States, 77 Fed. Cl. 396, 459 (2007). On 

appeal, the Federal Circuit affirmed the court’s ruling “that the government had 

partially breached the Standard Contract by failing to begin accepting SNF in 

January 1998,” and noted “[t]here is no issue on appeal as to liability; liability in 

these SNF cases has been established.” S. Nuclear Operating Co., et al. v. United 

States, 637 F.3d 1297, 1299 (Fed. Cir. 2011) (affirming in part and reversing in 

part the court’s damages award). Following the Circuit’s remand, the parties 

settled the remaining damages issues, and stipulated to a judgment, which the court 

entered on April 5, 2012. See S. Nuclear, No. 98-cv-614, Doc. 423.

The plaintiffs filed a second complaint on April 3, 2008, seeking to recover 

damages accrued from January 1, 2005 through December 31, 2010. See Doc. 1 at 

3; Tr. at 10:10. The alleged damages amount to approximately $77.4 million. See 

Doc. 169. Because the government’s partial breach has already been established, 

plaintiffs had the task of proving the amount of their alleged damages and 

establishing that those damages flowed from the government’s breach.

Trial was held in this matter from November 18 through November 21, 

2013. Following the submission of post-trial briefs, closing argument was heard 

on June 24, 2014. 

FINDINGS OF FACT

At the direction of the court, the parties have cooperated in an extensive 

audit process, through which they evaluated plaintiffs’ damages claim. See Doc. 

32. That process helped to focus the issues before the court at trial, which are as 

follows: (1) whether plaintiffs established causation for the damages not 

specifically contested at trial; (2) whether plaintiffs are entitled to recover for fuel 

2
characterization and loading costs that may be incurred again prior to the 

government’s performance under the Standard Contract; (3) whether plaintiffs are 

entitled to recover for certain equipment purchases and plant modifications at Plant 

Hatch, Plant Farley and Plant Vogtle; and (4) whether plaintiffs are entitled to 

recover a portion of the fees paid to the Nuclear Regulatory Commission (“NRC”) 

covering the time periods when plaintiffs did not have dry storage on site. The 

following facts are relevant to deciding these issues.

I. THE STANDARD CONTRACTS

The government entered into nearly identical Standard Contracts with each 

of the utilities in this case, under which the government, through the Department of 

Energy (“DOE”), agreed to dispose of the utilities’ SNF.

2 The provisions at issue 

here define the plaintiffs’ responsibilities to prepare the fuel for transportation, and 

the government’s responsibilities to provide certain equipment and information to 

facilitate transportation of the casks. 

The plaintiffs are obligated, in relevant part, to: “arrange for, and provide, 

all preparation, packaging, required inspections, and loading activities necessary 

for the transportation of SNF and/or HLW to the DOE facility.” Plaintiffs’ Ex. 1 at 

IV.A.2.

The government’s obligations, in relevant part are as follows: 

DOE shall arrange for, and provide, a cask(s) and all necessary 

transportation of the SNF and/or HLW from the Purchaser’s site to the 

DOE facility. Such cask(s) shall be furnished sufficiently in advance 

to accommodate scheduled deliveries. Such cask(s) shall be suitable 

for use at the Purchaser’s site, meet applicable regulatory 

requirements, and be accompanied by pertinent information including, 

but not limited to, the following: 

2 In S. Nuclear, 77 Fed. Cl. at 396, the court wrote extensively on the contracts between the 

utilities and the government, and on the historical context in which the contracts came about. In 

the interest of focusing on the new issues before the court, the discussion is not repeated in this 

opinion. As the parties have stipulated, the terms of each contract are identical, “other than the 

name and certain administrative content of the contracting utility.” Doc. 136 at 1. To simplify 

citations, when the court is referring to contract term that is common to all three plants, it will 

refer to Plaintiffs’ Ex. 1.

3

 
(a) written procedures for cask handling and loading, including 

specifications on Purchaser-furnished cannisters [sic] for 

containment of failed fuel;

(b) training for Purchaser’s personnel in cask handling and loading, 

as may be necessary;

(c) technical information, special tools, equipment, lifting 

trunnions, spare parts and consumables needed to use and 

perform incidental maintenance on the cask(s), and

(d) sufficient documentation on the equipment supplied by DOE.

Plaintiffs’ Ex. 1 at IV.B.2.

II. PLANT HATCH

On June 10, 1983, the government entered into a contract with Georgia

Power with regard to the disposal of fuel from Plant Edwin I. Hatch. Plaintiffs’

Exs. 2 and 3.

3 In this second phase of litigation, Georgia Power seeks damages in 

an amount of $36,948,000 to cover costs it alleges were incurred, due to the 

government’s partial breach of the Standard Contract, between January 1, 2005,

and December 31, 2010. See Doc. 103 at 14.

During that time, Georgia Power made whole or partial payments for 

twenty-eight casks; characterized, loaded, and stored twenty casks; expanded Plant 

Hatch’s ISFSI; purchased several pieces of equipment for use in loading the casks;

and made a number of building modifications to accommodate that new 

equipment. See id. at 14-15.

The broad categories of Georgia Power’s alleged damages at Plant Hatch are 

as follows:

Dry Storage Operations and Maintenance: $3,865,000

Dry Storage Equipment: $3,291,000

Dry Casks: $29,132,000

3 Two contracts were executed for Plant Hatch—one “for the first four reloads of fuel for the 

Unit 1 reactor at Plant Hatch,” and the other covering the balance of the SNF from Units 1 and 2. 

See Doc. 103 at 11.

4

 
ISFSI Construction: $660,000

____________

Total: $36,948,000

See id. at 14.

A vast majority of these expenses were not specifically contested at trial.

The government, however, claims that Georgia Power should not recover for fuel 

characterization and loading costs, and that it is not responsible for its expenditures 

on certain building modifications. The parties stipulated that the fuel 

characterization costs across all plants for this claims period amount to $964,793. 

See Doc. 136 at 7. The parties further stipulated that the cask loading costs across 

all plants for this claims period amount to $6,946,436. See id.

Cask loading takes place underwater, in the spent fuel pool. See Tr. at 

161:15-23 (Ripple). After the fuel is loaded, the inside of the cask must be dried 

before it is sealed. See Doc. 149 at 41 (citing Tr. at 161:15-162:20) (Ripple), Tr. at 

256-259 (Bunt)). There are several different types of drying equipment for this 

purpose. Before the claims period at issue, Georgia Power had a vacuum drying 

system at Plant Hatch, but replaced it with a forced helium dehydrator, which was 

required for use with the specific Holtec casks it was loading. See Tr. at 245:10-

19; 256-259 (Bunt). Georgia Power also installed a supplemental cooling system 

that worked to keep the forced helium dehydrator from overheating. See Tr. at 

256:25-257:6 (Bunt). In addition to purchasing and installing the equipment itself,

Georgia Power installed new power lines to supply the forced helium dehydrator 

and supplemental cooling system. Tr. at 259:15-21 (Bunt). 

Operating the forced helium dehydrator and the supplemental cooling 

system on the loading room floor resulted in increased temperatures in an area of 

the plant that was already adversely affected by heat. See Tr. at 259:24-25, 

261:14-16 (Bunt). Prior to installation of the forced helium dehydrator and the 

supplemental cooling system, Georgia Power controlled temperatures on the 

loading room floor through use of “stay times” and “cooling vests” worn by 

employees. See Tr. at 287:5-17 (Bunt). These methods were ineffective to 

counteract the increased heat from the new equipment, so Georgia Power installed 

a new HVAC system. See Tr. at 260:21-23 (Bunt). The HVAC system was used 

to offset the heat from the forced helium dehydrator and the supplemental cooling 

system, not to correct the preexisting concerns about high temperatures. Tr. at 

260:21-261:4 (Bunt).

5
 The new power lines and the HVAC system together cost $1,187,476. See 

Doc. 169 at 6 (citing Defendant’s Ex. 89 at 8).

III. PLANT VOGTLE

On June 10, 1983, the government entered into a contract with Georgia 

Power with regard to the disposal of fuel from Plant Alvin W. Vogtle. Plaintiffs’ 

Ex. 4. In this second phase of litigation, Georgia Power seeks damages in an 

amount of $3,527,000 to cover costs it alleges were incurred, due to the 

government’s partial breach of the Standard Contract, between January 1, 2005, 

and December 31, 2010. See Doc. 103 at 16. 

During that time, Georgia Power incurred the costs of an engineering study, 

construction costs for a small ISFSI and a new sally port, and crane modifications. 

See Doc. 103 at 16.

The broad categories of Georgia Power’s alleged damages at Plant Vogtle 

are as follows:

Dry Storage Operations and Maintenance: $229,000

Dry Storage Modifications and Equipment: $1,637,000

ISFSI Construction: $1,661,000

____________

Total: $3,527,000

See id. at 14.

The government challenges the expenditures for the study, the sally port, and 

the crane modifications.

Plant Vogtle includes four reactor units. Units 1 and 2 are operational, see 

Tr. at 267:16-17 (Bunt), and the storage of SNF from these two units is the subject 

of this lawsuit. Units 3 and 4 are in the construction phase, see Tr. at 267:15-16

(Bunt), and any future SNF storage needed for these units is unrelated to the breach 

at issue. Here, Georgia Power seeks to recover for costs incurred in ISFSI 

engineering and design costs to support storage for fuel from Units 1 and 2.

Georgia Power engaged Bechtel Corporation to do a comprehensive design 

and engineering study that “involved looking at the plant site, identifying where an 

6
ISFSI could go, what would be entailed in all the activities inside the building, 

outside the building, to go through the full functionality of going to an ISFSI . . .”

Tr. at 265:16-20 (Bunt). In the work order, the scope of the project was defined as 

follows:

Develop an overall plan for the design and implementation of the 

[Plant Vogtle] ISFSI. The ISFSI will meet the fuel storage life cycle 

requirements for Units 1 and 2, with consideration for Units 3 and 4. 

The ISFSI will be designed to accommodate 250 casks for Units 1 and 

2, with consideration for 50 additional casks to support an 80 year 

plant life and consideration for an additional 200 casks for Units 3 and 

4.

Defendant’s Ex. 69 at KRGSNCIIb-006053. Although the study considered the 

existence of Units 3 and 4, it only supported fuel storage from Units 1 and 2. See 

Tr. at 266:1-267:2; Tr. at 267:3-11 (Bunt). These services cost Georgia Power

$1,489,258, see Doc. 136 at 7, and were paid for from funds allocated to Units 1 

and 2, see Tr. at 267:25-268:4 (Bunt); Tr. at 793:20-21 (Cash).

In order to transport the loaded Holtec casks to the ISFSI, Georgia Power

constructed a new sally port. The existing sally port was insufficient because it led 

to a road that could not bear the weight of the loaded Holtec casks, and was too 

narrow for the vehicles used to transport them to the ISFSI. See Tr. at 795:16-25 

(Cash). The existing sally port, however, would have been sufficient to 

accommodate small casks used in over-the-road transport. See Tr. at 796:10-13 

(Cash). The sally port construction cost $486,595. See Doc. 136 at 7.

Georgia Power also made modifications to the crane at Plant Vogtle in order 

to safely handle the loaded Holtec casks, which weigh approximately 125 tons. 

See Tr. at 273:13 (Bunt). The crane at Plant Vogtle required modification because 

it had been derated, meaning its permissible load was reduced, for a number of 

reasons, including “reliability” problems. Tr. at 274:12 (Bunt). No definitive 

weight limit was presented at trial, but the plant’s Severe Accident Management 

Manager testified that the weight limit was something less than 55 tons. See Tr. at 

277:12-15 (Bunt). Mr. Cash, who served as project manager for Plant Vogtle’s 

Major Project Groups until shortly before trial, later testified that the crane was 

unable to lift a 25-ton cask safely. See Tr. at 771:13-16. The crane modifications 

cost $289,330. See Doc. 136 at 7. 

7
IV. PLANT FARLEY

On June 13, 1983, the government entered into a contract with Alabama 

Power with regard to the disposal of fuel from Plant Joseph M. Farley. Plaintiffs’ 

Ex. 1. In this second phase of litigation, Alabama Power seeks damages in an 

amount of $32,612,000 to cover costs they allege were incurred, due to the 

government’s partial breach of the Standard Contract, between January 1, 2005, 

and December 31, 2010. See Doc. 103 at 15. 

During that time, Alabama Power made whole or partial payments for 

twenty-four casks; characterized, loaded, and stored twelve casks; and expanded 

Plant Farley’s ISFSI, adding two pads. See id. In addition, Alabama Power 

purchased equipment and made plant modifications, including: 

installing a permanent work platform in Unit 2’s cask wash pit area, 

installing a lift yoke support arm on the wall of Unit 2’s spent fuel 

pool room, replacing the covers to Unit 2’s cask loading and cask 

wash pits, designing and fabricating a lift yoke extension and storage 

for that extension within Unit 2’s spent fuel pool room, constructing a 

storage building for the dry cask crawler and other equipment 

necessary for dry cask storage, and completing other building 

improvements to facilitate dry cask storage operations.

Id. 

The broad categories of Alabama Power’s alleged damages at Plant Farley

are as follows:

Dry Storage Operations and Maintenance: $5,660,000

Dry Storage Modifications and Equipment: $3,357,000

Dry Casks: $20,537,000

ISFSI Construction: $3,058,000

____________

Total: $32,612,000

See id. at 14.

As with Plant Hatch’s damages, a majority of these expenses were not 

specifically contested at trial, but the government claims it is not responsible for 

8
fuel characterization and loading costs, certain building modifications, or sitespecific loading procedures.

At Plant Farley, like Georgia Power at Plant Hatch, Alabama Power

modified the power supplies in both Reactor Unit 1 and Reactor Unit 2 to 

accommodate the power requirements of the forced helium dehydrator and 

supplemental cooling system needed to load the Holtec casks. See Tr. at 159:10-24 

(Ripple) (explaining that Plant Farley had very limited space and so the helium 

dehydrator and supplemental cooling systems were located outside the building 

and penetrations through the walls were necessary to connect the equipment on the 

loading room floor); Tr. at 242:14-18 (Bunt) (testifying that the penetrations would 

not have been necessary if plaintiffs continued to use the vacuum drying system); 

Tr. at 244:23-245:19 (Bunt) (explaining that Plant Farley had pre-existing 

electrical hook-ups and penetrations that supported the vacuum drying system, but 

that they needed to be modified to support the helium dehydration system, and 

noting that the penetrations for Units 1 and 2 were of the same type). Plaintiffs are 

unable to itemize the costs of the power supply modifications. See Doc. 169 at 5. 

In order to accommodate the Holtec casks, Alabama Power installed new 

loading pit and wash pit covers. The covers create a work space over the spent fuel 

pool, where workers load the canisters. See Tr. at 158:2-4 (Ripple). The Holtec 

dehydration equipment required considerable space, and new covers were 

necessary to leave enough room for activities associated with closing the casks. 

See Tr. at 158:5-12 (Ripple). The pit covers cost $69,364. See Doc. 169 at 4 

(explaining Plaintiffs’ Ex. 11 at 961-63).

Alabama Power also installed a work platform at Plant Farley Unit 2, “to 

provide access to the cask while [they are] doing welding and decontamination” 

while loading. See Doc. 149 at 46 (citing Tr. at 156:23-25 (Ripple)). Alabama 

Power had previously used temporary scaffolding to serve the same purpose. See 

Tr. at 748:13-17 (Zabransky) (testifying that casks can be loaded with scaffolding 

instead of work platforms); Tr. at 809:5-16 (McCallum) (testifying that plaintiffs 

have previously used scaffolding to access the tops of casks); Tr. at 849:4-23 

(Maret) (testifying that plaintiffs could have chosen to use scaffolding, but that the 

work platform was a better solution); Tr. at 903:14-22 (Maret) (testifying that the 

work platform “makes sense” but is “not necessary to load a cask”). But the work 

platform increased efficiency and reduced workers’ radiation exposure. See Tr. at 

849:15-17 (Maret) (testifying that the work platform allowed the plaintiffs to 

“facilitate the work and make it more efficient, make it safer and to reduce the 

9
potential for radiation exposure. . .”). The work platform cost $46,030. See Doc. 

169 at 4 (explaining Plaintiffs’ Ex. 11 at 961-63).

Under the terms of the contract, the government would have brought some 

equipment with it at the time of performance. See Plaintiffs’ Ex. 2 and 3 at 

IV.B.2(c) (stating that the government would provide “technical information, 

special tools, equipment, lifting trunnions, spare parts and consumables needed to 

use and perform incidental maintenance on the cask(s)”). This equipment includes 

a lift yoke—which is a piece of equipment “designed to attach the crane hook to 

the transfer cask for lifting and lowering [the cask] components into and out of the 

cask loading pit, which is part of the spent fuel pool.” Doc. 149 at 49-50; see Tr. at 

901:10-11 (Maret). Because the lift yoke is submerged in the pool during this 

process, it is radioactively contaminated, and must either be repeatedly 

decontaminated, or stored within the spent fuel building, which is radiologically

controlled. See Tr. at 854-856 (Maret). Alabama Power chose the latter option, 

and installed a support arm in the Farley Unit 2 building. See Tr. at 168:11-12 

(Ripple). The lift yoke support arm cost $51,135. See Doc. 169 at 5 (explaining 

Plaintiffs’ Ex. 11 at 957-59).

As additional measures to avoid repeated decontamination activities, 

Alabama Power purchased a lift yoke extension and installed storage stands in 

Farley Units 1 and 2. See Tr. at 152:2-153:3 (Ripple). The crane at Plant Farley is 

located outside the spent fuel buildings. See Tr. at 151:25-152:2 (Ripple). In order 

to use the crane to load casks, the roof on the building is removed, and the crane, 

with the attached lift yoke, can then access the pool. See Tr. at 152:2-152:16 

(Ripple). Alabama Power uses the lift yoke extension to avoid contaminating the 

crane. See Tr. at 152:22-153:3 (Ripple). The stands are located within the 

buildings, like the lift yoke support arm, to allow the extension to be stored with 

the radiologically controlled area. See Tr. at 862:7-17 (Maret). The lift yoke 

extension cost $97,812. See Defendant’s Ex. 90 at 2. Plaintiffs are unable to 

itemize the costs of the storage stands. See Doc. 169 at 5. 

Finally, at Plant Farley, Alabama Power was required to develop sitespecific loading procedures for loading the Holtec casks. See Tr. at 170:25-171:3 

(Ripple). Alabama Power seeks to recover the costs of doing so under the 

Standard Contract language that states that the government will provide “written 

procedures for cask handling and loading, including specifications on Purchaserfurnished cannisters [sic] for containment of failed fuel.” Plaintiffs’ Ex. 1 at 

IV.B.2(a). The loading procedures development cost $303,030. See Doc. 136 at 7.

10
V. NUCLEAR REGULATORY COMMISSION FEES

The NRC “is required to recover nearly all of its costs of regulating the 

nuclear power industry from the licensees that it supervises,” pursuant to the 

Omnibus Budget Reconciliation Act, known as OBRA-90. Consol. Edison Co. of 

New York, Inc. v. Entergy Nuclear Indian Point 2, LLC, 676 F.3d 1331, 1336 (Fed. 

Cir. 2012) (citing 42 U.S.C. § 2214). It does so by levying a variety of annual 

fees—some are site-specific, and others are generic and industry-wide. See id. at 

1337. “The annual fees must have, to the maximum extent practicable, a 

reasonable relationship to the cost of providing regulatory services in order to meet 

the requirements of OBRA-90.” Revision of Fee Schedules; 100% Fee Recovery, 

FY 1999, 64 Fed. Reg. at 31457. Plaintiffs seek to recover approximately 

$4,331,000 in dry storage fees that they claim the NRC improperly collected. See 

Plaintiffs’ Ex. 5 at 2; Doc. 169 at 2. 

Prior to 1999, the NRC only charged dry storage fees to facilities with 

ISFSIs. In 1999, that rule was changed, and the NRC began collecting dry storage 

fees as part of a generic fee charged to all facilities with fuel on site. Doc. 149 at 

29-31 (summarizing the history of the rule development). Plaintiffs argue that this 

rule change, which caused them to incur dry storage fees they would not have been 

required to pay under the old rule, was a direct result of the government’s breach.

CONCLUSIONS OF LAW

Under traditional contract law principles, which govern in spent nuclear fuel 

disputes, the remedy for a breach “is damages sufficient to place the injured party 

in as good a position as it would have been had the breaching party fully 

performed.” Indiana Michigan Power Co. v. United States, 422 F.3d 1369, 1373

(Fed. Cir. 2005). Specifically, “[d]amages for a breach of contract are recoverable 

where: (1) the damages were reasonably foreseeable by the breaching party at the 

time of contracting; (2) the breach is a substantial causal factor in the damages; and 

(3) the damages are shown with reasonable certainty.” Id. (citing Energy Capital 

Corp. v. United States, 302 F.3d 1314, 1320 (Fed. Cir. 2002)).

To establish that damages were reasonably foreseeable, “a plaintiff must 

show that the type of damages are foreseeable as well as the fact of damage.” See 

Vermont Yankee Nuclear Power Corp. v. Entergy Nuclear Vermont Yankee, 683 

F.3d 1330, 1344 (Fed. Cir. 2012). As the Federal Circuit has explained: 

11
Although this does not require “actual foresight” that the breach will 

cause a “specific injury or a particular amount in money[,] . . . the 

injury actually suffered [still] must be one of a kind that the defendant 

had reason to foresee and of an amount that is not beyond the bounds 

of reasonable prediction.” 

Id. (citing Joseph M. Perillo, 11 Corbin on Contracts § 56.7 at 108 (rev. ed. 2005) 

(emphasis added)).

Plaintiffs must then show that the government’s breach was a “substantial 

causal factor” in the damages they seek to recover. Indiana Michigan, 422 F.3d at 

1373. Although the but-for test is also an acceptable causation standard, trial 

courts have discretion to decide which standard should be applied in a particular 

case. Yankee Atomic Elec. Co. v. United States, 536 F.3d 1268, 1272 (Fed. Cir. 

2008) (citing Citizens Fed. Bank v. United States, 474 F.3d 1314, 1318 (Fed. Cir. 

2007)). In the first phase of litigation, the court opted to apply the substantial 

factor test, see S. Nuclear Operating Co. v. United States, 77 Fed. Cl. 396, 405 

(2007), and will do so in this second phase as well. 

As part of their causation argument, plaintiffs must present a “comparison 

between the breach and non-breach worlds.” Yankee Atomic, 536 F.3d at 1273. 

The plaintiff bears the burden of proving “the extent to which his incurred costs 

differ from the costs he would have incurred in the non-breach world.” Energy 

Nw. v. United States, 641 F.3d 1300, 1306 (Fed. Cir. 2011).

And, although damages must be “shown with reasonable certainty,” they 

need not be “ascertainable with absolute exactness or mathematical precision,” but 

“recovery for speculative damages is precluded.” Indiana Michigan, 422 F.3d at 

1373 (citations omitted). Enough evidence to allow the court to make “a fair and 

reasonable approximation” is required. Bluebonnet Sav. Bank v. United States, 266 

F.3d 1348, 1355 (Fed. Cir. 2001) (citations omitted).

In addition to these basic principles, a non-breaching party is obligated to 

mitigate its damages when “a reasonable person, in light of the known facts and 

circumstances, would have taken steps to avoid damage.” Indiana Michigan, 422 

F.3d at 1375. The Circuit has explicitly stated that, in order to recover mitigation 

damages, the mitigating party must “prove foreseeability, causation, and 

reasonableness.” Id. at 1376. But when mitigation efforts are “reasonable, 

foreseeable, and caused by the Government’s partial breach, their ultimate success 

and usage is irrelevant.” Yankee Atomic, 536 F.3d at 1276.

12
After the plaintiff makes its case for mitigation damages, however, “the 

defendant may eliminate or reduce the alleged damages by showing either that the 

‘[p]laintffs did not undertake reasonable mitigation efforts, or that the efforts they 

did undertake were unreasonable.’” Entergy Nuclear Vermont Yankee, LLC v. 

United States, 95 Fed. Cl. 160, 184 (2010) (citing Carolina Power & Light Co. v. 

United States, 82 Fed. Cl. 23, 44 (2008), rev’d on other grounds, Vermont Yankee, 

683 F.3d 1330).

In the second phase of this litigation, plaintiffs have alleged entitlement to 

damages in the amount of $77.4 million. See Doc. 149 at 8. The court will 

analyze plaintiffs’ claims in four broad categories: (1) the alleged damages that the 

government did not specifically contest at trial; (2) damages for loading costs and 

fuel recharacterization; (3) damages for plant modifications and equipment; and (4) 

NRC fees.

I. Alleged Damages Not Contested At Trial

At the outset of this case, the court issued an order directing the parties to 

cooperate in an audit process meant to streamline the evidentiary proceedings with 

regard to the “accuracy or admissibility” of evidence supporting plaintiffs’ 

damages claim. See Doc. 32 at 2. Through this process, the parties identified, and 

ultimately stipulated to, $59,431,458 in uncontested costs. See Doc. 136. This 

figure includes $32,048,515 for expenses at Plant Hatch; $1,262,564 for expenses 

at Plant Vogtle; and $26,120,379 for expenses at Plant Farley. See id. at 4-7.

To recover those costs as damages, plaintiffs must prove that the costs were 

reasonably foreseeable, that the government’s breach caused the expenditures, and 

that the damages are shown to reasonable certainty. Indiana Michigan, 422 F.3d at 

1373. 

As this court has previously observed, “[n]uclear fuel storage is inherently a 

sensitive and expensive endeavor.” Yankee Atomic Electric Co. v. United States,

113 Fed. Cl. 323, 333 (2013). Here, the parties have agreed that the stipulated

costs were incurred “in connection with construction, operation, and/or 

maintenance of its dry storage facilit[ies]” at plants Farley, Hatch and Vogtle. 

Doc. 136 at 4, 5, 6. And because the necessity for each utility to construct its own 

dry storage is clearly a foreseeable consequence of the government’s failure to 

provide such storage, the costs to do so are also foreseeable. 

13
These costs have also been shown to a reasonable certainty. The parties 

conducted a thorough audit process in accordance with the court’s order, dated 

January 9, 2009. See Doc. 32. At the court’s direction, that parties summarized all 

damages figures and exchanged schedules of the same, along with:

a statement describing the source(s) for the items or figures listed 

(e.g., ledgers, journals payrolls, invoices, checks, time cards, etc.), the 

location(s) of the source(s), the time during the discovery period when 

the source(s) may be examined or audited by the opposing party, the 

name and address of the person(s) who prepared each schedule or 

summary and who shall be made available to the opposing party 

during an examination or audit of the source material to provide 

information and explanations required for verification of the listed 

items or figures.

Doc. 32 at 1. These schedules of damages were then filed with the court prior to 

trial. See Doc. 137 (Plaintiffs’ Revised Exhibit List). The parties, in fact, 

stipulated prior to trial that a majority of plaintiffs’ costs were actually incurred. 

See Doc. 136.

That leaves plaintiffs to prove causation with regard to the stipulated costs. 

Plaintiffs claim in their post-trial brief that “[t]he Government does not dispute 

Southern’s entitlement to $59,431,458.” Doc. 149 at 8. In its post-trial response 

brief, the government denies concession to this amount in damages, insisting that it 

has agreed only that plaintiffs have incurred $59,431,458 in costs. See Doc. 152 

at 38. The government argues: “Southern apparently believes that it is entitled to 

recover all costs that it incurred in furtherance of its dry storage facility, even 

though some of those costs would have been incurred with DOE performance.” Id. 

Because plaintiff failed to submit a model of non-breach world damages for the 

costs included in the $59 million, the argument goes, plaintiffs should not recover 

any part of those costs. Id.

The government is correct that plaintiffs, as part of their causation proof, are 

responsible for presenting a “comparison between the breach and non-breach 

worlds.” Yankee Atomic, 536 F.3d at 1273. In order to determine how much 

damage the plaintiff has sustained, the court must understand “the extent to which 

his incurred costs differ from the costs he would have incurred in the nonbreach 

world.” Energy Nw., 641 F.3d at 1306. See also Bluebonnet Sav. Bank, 67 Fed. 

Cl. at 238 (“[B]ecause plaintiffs in this case are seeking expectancy damages, it is 

14
incumbent upon them to establish a plausible ‘but-for’ world.”). This requirement 

is not, as plaintiffs suggest, a technicality. See Doc. 158 at 11.

But the government is over zealous in its argument. While it is true that 

plaintiffs did not enter into evidence a document entitled “Model of Damages in 

the Non-Breach World” with respect to the stipulated costs, previous findings of 

this court and evidence in the record are sufficient to satisfy plaintiffs’ burden. In 

advocating for its strict interpretation of this requirement, the government asks the 

court to elevate form over substance in a truly useless way.

This court held in the first phase trial that plaintiffs’ dry storage facilities 

would not have been necessary had DOE performed under the contract. See S. 

Nuclear Operating Co., et al. v. United States, 77 Fed. Cl. 396, 459 (2007). 

Testimony in the second phase trial was in accord with this earlier conclusion. See 

Tr. at 110:14 (Mr. Cocherell testified that plaintiffs would not have needed to 

construct dry storage facilities at any of its plants had DOE performed.); Tr. at 

554:16-23, 557:4-11, 557:24-558:10 (Mr. Metcalfe testified that had DOE 

performed, plaintiffs could have avoided incremental dry fuel storage at each 

facility at issue.). As plaintiffs correctly point out, “a utility can certainly take the 

position that certain categories of costs would have been $0 in the nonbreach 

world.” See Doc. 158 at 10 (citing Yankee Atomic Power Co. v. United States, 94 

Fed. Cl. 678, 710-11 (2010) (holding that “[i]n [the] non-breach world, the 

Yankees’ dry storage costs would have been zero because dry storage would not 

have been built”)). 

The government stipulated, prior to this second phase trial, that plaintiffs 

incurred: (1) $26,120,379 “in connection with construction, operation, and/or 

maintenance of its dry storage facility at Plant Farley,” Doc. 136 at 4; (2) 

$32,048,515 “in connection with construction, operation, and/or maintenance of its 

dry storage facility at Plant Hatch,” id. at 5; and (3) $1,262,564 “in connection 

with the planning and design of its dry storage facilities at Plant Vogtle Units 1 and 

2,” id. at 6. These stipulations amount to $59,431,458.

Because the dry storage facilities were only necessary due to the 

government’s breach, it is a reasonable and small inference that the non-breach 

world costs associated with those facilities would have been zero. It logically 

follows, then, that the costs stipulated as directly related to those facilities were 

caused by the government’s breach. 

15
Indeed, although the government pays lip service to its position that plaintiff 

should not recover anything at all, it effectively concedes that $59,431,460 of 

plaintiff’s claim is recoverable. See Doc. 152 at 12, 84. The government offers the 

$59,431,460 figure as its own “non-breach model.” See id. at 84. It apparently 

arrived at this number by taking plaintiffs’ total damages claim of $77.4 million, 

and subtracting from that figure the various items that it contested at trial, which 

are discussed in detail below. 

Thus, with regard to this portion of the damages claim, the plaintiffs and the 

government apparently agree on the recoverable amount. Plaintiffs, therefore, are 

entitled to recover these stipulated costs in an amount of $59,431,458.

II. Fuel Characterization and Loading Costs

Under the terms of the Standard Contract, plaintiffs are responsible for 

providing “all preparation, packaging, required inspections, and loading activities 

necessary for the transportation of SNF and/or HLW to the DOE facility.” 

Plaintiffs’ Ex. 1 at IV.A.2(a).

Although they do not dispute this contractual obligation, plaintiffs seek to 

recover the costs incurred for fuel characterization in an amount of $964,793, see 

Doc. 149 at 24, and the internal and third-party labor costs incurred for loading the 

fuel into casks in an amount of $6,946,436, see id. at 20. They argue that 

“[b]ecause Southern will need to incur fuel characterization and loading costs 

again in the future when DOE performs, those costs incurred to date for the Holtec 

cask system are recoverable.” Id. at 19. 

The government takes issue with plaintiffs’ position on several grounds, 

including that plaintiffs cannot recover fuel characterization and loading costs now 

because it would have incurred these costs in the non-breach world. See Doc. 152 

at 61-63. Plaintiffs did not present a hypothetical model of what the non-breach 

world costs would have been, and the government contends, if they had it “would 

have shown that Southern would have characterized its fuel before loading to 

DOE, just as it did to load to dry storage.” Id. at 61-62. In addition, the 

government points out that plaintiffs’ own expert, Mr. Metcalfe, identified loading 

costs as non-breach world costs. Id. at 62 (citing Tr. at 586:3-8).

Plaintiffs rely heavily on the Federal Circuit’s reasoning in the second round 

of the Carolina Power litigation to support their argument. In that case, the 

government argued that because of its breach, the plaintiff avoided certain costs 

16
that it would have incurred in the non-breach world, and therefore, plaintiff’s 

damage claim should be reduced. See Carolina Power & Light Co. v. United 

States, 573 F.3d 1271, 1277 (Fed. Cir. 2009). The court denied the government’s 

request, holding that: “Just as the utilities cannot now collect damages not yet 

incurred under the ongoing contract, the government cannot prematurely claim a 

payment that has not become due.” See id. (quoting Yankee Atomic, 536 F.3d at 

1281). 

Despite the fact that plaintiffs here seek to recover damages that have 

actually been incurred—and are, in fact, neither deferred nor avoided—they argue 

that the Carolina Power decision supports an award of its characterization and 

loading costs. The court disagrees.

As this court held in the recent Yankee Atomic decision, “a case in which the 

government seeks to avoid responsibility for costs not yet incurred is 

fundamentally different from a case where the plaintiffs seek to avoid 

responsibility for proving that actually-incurred damages were caused by the 

government’s breach are recoverable.” See Yankee Atomic, 113 Fed. Cl. at 342.

Plaintiffs have misinterpreted the import of the Circuit’s Energy Northwest

decision on its Carolina Power decision. As such, the court’s reasoning from the 

second round Yankee Atomic decision bears repeating.

In Energy Northwest v. United States, the plaintiff sought to recover the 

costs incurred for plant modifications under the theory that “the issue is not 

whether the modification costs would have been incurred in a hypothetical nonbreach world, but whether they will be incurred again in the future, when the DOE 

ultimately performs and begins accepting the . . . SNF.” 641 F.3d 1300, 1305 (Fed. 

Cir. 2011). The government insisted that the plaintiff could not recover for these 

plant modifications because it had failed to demonstrate what its costs would have 

been in the non-breach world, citing the first-round Yankee Atomic case, 536 F.3d 

1268.

The Circuit explained the various precedent as follows:

These cases address separate aspects of the damages analysis. Yankee 

Atomic shows the importance of proving causation by comparing a 

hypothetical “but for” world to a plaintiff’s actual costs. 536 F.3d at 

1273-74. Under its rule, a plaintiff must prove the extent to which his 

incurred costs differ from the costs he would have incurred in the non17
breach world. Carolina Power addresses the separate circumstance 

where a breaching party seeks to offset an award by proving that the 

non-breaching party has achieved some cost savings because the 

breach permitted it to avoid—not just defer—some aspect of 

performance. 573 F.3d 1277.

Energy Northwest, 641 F.3d at 1306-1307 (emphasis added). The court agreed 

with the government, holding that “[b]efore considering any offsets to the award, 

the trial court had an obligation to first establish that the entire awarded damages 

were actually caused by the breach,” and that the plaintiff had an “obligation to 

prove the recoverable costs associated with that construction,” noting that “[i]f a 

cost would have been incurred even in the non-breach world, it is not recoverable.” 

Id. at 1307.

As in the Yankee Atomic decision, plaintiffs here “improperly attempt to 

apply to their own proof of damages a rule governing the breaching party’s burden 

to prove entitlement to an offset against those damages. The Carolina Power 

analysis simply does not apply to plaintiffs’ damages in this instance.” Yankee 

Atomic, 113 Fed. Cl. at 343.

The court is not immune to the equitable appeal of plaintiffs’ argument that 

they should not be required to shoulder the expense of re-characterizing or reloading their fuel. The court, in fact, agrees that a party should not ultimately be 

made to pay twice for an expense it is obligated to pay only once under a contract. 

In order to recover for such an injury, however, it makes good sense to require that 

the injury first be sustained. Without proof of a difference between the breach 

world and non-breach world costs as to characterizing and loading, the court 

cannot find that plaintiffs have yet been injured.

Plaintiffs attempt to avoid this problem, at least with respect to the loading 

costs, by arguing that they would not have incurred these particular costs, for 

loading the Holtec casks, in the non-breach world. Rather, they would have 

incurred the costs for loading the DOE-provided casks. See Doc. 149 at 20; Doc. 

158 at 12-13. This argument seems to imply that plaintiffs’ costs to load Holtec 

casks would have been zero in the non-breach world, making all such costs 

incurred in the breach world recoverable. 

This is a specious distinction. Plaintiffs are essentially arguing that because 

their mitigation efforts are not identical to what performance under the contract 

would have been, the two costs should not be compared in the causation analysis. 

18
As an initial matter, plaintiffs may very well have been obligated to incur the costs 

of loading Holtec casks in the non-breach world. See Tr. at 335:5-6 (Zabransky 

testimony that DOE may choose to use the Holtec system). If that were the case, 

plaintiffs would not recover any of the loading costs they now claim, even under 

their own analysis.

But even assuming the government would have chosen a cask other than 

Holtec, plaintiffs cannot recover here. Given the government’s failure to identify a 

cask, the court does not fault plaintiffs for their inability to provide a precise 

calculation of the cost difference between DOE and Holtec casks. See Locke v. 

United States, 151 Ct. Cl. 262, 267 (1960) (“The defendant who has wrongfully 

broken a contract should not be permitted to reap advantage from his own wrong 

by insisting on proof which by reason of his breach is unobtainable.”). Plaintiffs, 

however, failed to make any showing at all that the loading costs would be 

different for any other available cask system. As such, plaintiffs have not met their 

burden to demonstrate damages.

Plaintiffs also argue that the government should be collaterally estopped 

from contesting its alleged damages for loading costs because loading costs were 

awarded in the first round of litigation. See Doc. 149 at 21 n.6. Plaintiffs’ claim 

fails on the first requirement for collateral estoppel—that the “issue is identical to 

one decided in the first action.” See Laguna Hermosa Corp. v. United States, 671 

F.3d 1284, 1288 (Fed. Cir. 2012) (listing the four requirements to prove collateral 

estoppel). In the first-round case, the court found that the government failed to 

prove entitlement to an offset. See S. Nuclear Operating Co. v. United States, 77 

Fed. Cl. 396, 450 (2007). But here, the issue is plaintiffs’ responsibility to prove 

their damages. Which, as the Federal Circuit explained in its Energy Northwest 

decision discussed above, is a separate issue that must be addressed prior to 

considering any offsets sought by the government. Energy Northwest, 641 F.3d at 

1307.

Plaintiffs have failed to prove that they incurred characterization or loading 

costs that would not have been incurred in the non-breach world. Recovery for 

such costs are, therefore, denied.

III. Equipment and Plant Modifications

Plaintiffs claim entitlement to approximately $5.7 million in damages for 

costs related to equipment, plant modifications, loading procedures development,

and an engineering study. See Doc. 149 at 10. Unlike the fuel characterization and 

19
loading costs, which plaintiffs certainly would have incurred in the non-breach 

world, plaintiffs contend that these items either would have been provided by DOE 

in the non-breach world, or would not have been necessary had DOE performed. 

See Doc. 149 at 10. The government disputes the claim, arguing that these costs 

would have been incurred by plaintiff in the non-breach world, and are, therefore,

not recoverable. See Doc. 152 at 39.

Under the terms of the Standard Contract, DOE’s responsibilities are, in 

relevant part, as follows:

DOE shall arrange for, and provide, a cask(s) and all necessary 

transportation of the SNF and/or HLW from the Purchaser’s site to the 

DOE facility. Such cask(s) shall be furnished sufficiently in advance 

to accommodate scheduled deliveries. Such cask(s) shall be suitable 

for use at the Purchaser’s site, meet applicable regulatory 

requirements, and be accompanied by pertinent information including, 

but not limited to, the following: 

(a) written procedures for cask handling and loading, including 

specifications on Purchaser-furnished cannisters [sic] for 

containment of failed fuel;

(b) training for Purchaser’s personnel in cask handling and loading, 

as may be necessary;

(c) technical information, special tools, equipment, lifting 

trunnions, spare parts and consumables needed to use and 

perform incidental maintenance on the cask(s), and

(d) sufficient documentation on the equipment supplied by DOE.

Plaintiffs’ Ex. 1 at IV.B.2. 

In order to determine which costs plaintiffs are entitled to recover, the court 

must balance the government’s responsibilities under the contract against 

plaintiffs’ responsibilities to provide “all preparation, packaging, required 

inspections, and loading activities necessary for the transportation of SNF and/or 

HLW to the DOE facility.” Plaintiffs’ Ex. 1 at IV.A.2. The court finds that 

plaintiffs are entitled to recover for items that are so related to either dry storage, or 

the casks that they were forced to purchase because of the government’s breach, so

20
as to be part and parcel of their mitigation efforts. Plaintiffs, however, cannot 

recover for items so related to each individual site that the costs fall within the 

universe of preparation and loading costs. Deciding on which side of this line each 

item falls is, obviously, an intensively fact-specific inquiry. After careful 

consideration of the testimony and other evidence in the case, the court has divided 

plaintiffs’ claim as follows.

A. Recoverable Costs

1. Plant Hatch

In order to accommodate the Holtec cask system, Georgia Power installed 

“additional power supplies for the forced helium dehydrator and supplemental 

cooling system,” along with “a new HVAC system to alleviate the higher 

temperatures on the refueling floor that resulted from adding this additional 

equipment.” Doc. 149 at 40-41. These modifications cost $1,187,476. See Doc. 

169 at 6. The government argues that Georgia Power cannot recover for the 

modifications because they would have been required with DOE performance. See 

Doc. 152 at 56.

a. Power Supplies for Forced Helium Dehydrator and

Supplemental Cooling System

Loading SNF into a cask takes place underwater, in the spent fuel pool. See 

Tr. at 161:15-23 (Ripple). In order to protect the structural integrity of the cask, 

any water left in the cask from the loading process must be extracted prior to 

sealing the lid, which is accomplished in one of two ways—through vacuum 

drying or forced helium dehydration. See Doc. 149 at 41 (citing Tr. at 161:15-

162:20) (Ripple), Tr. at 256-259 (Bunt)). Here, Georgia Power had a vacuum 

drying system in place, see Tr. at 245:10-19 (Bunt), but installed helium 

dehydration equipment, as required for the Holtec casks chosen by Georgia Power

in its mitigation efforts. See Tr. at 256-259 (Bunt). In addition, Georgia Power

installed a supplemental cooling system to ensure that the Holtec casks did not get 

too hot during the loading process. Tr. at 256:25-257:6 (Bunt). 

The government has already stipulated that the cost of these systems are 

related to Georgia Power’s dry storage efforts. See Doc. 136 at 5-6; Plaintiffs’ Ex. 

5 at 2. As such, Georgia Power will recover for the equipment expenses as part of 

the recovery awarded above for costs uncontested at trial. What the government 

specifically contests here is the cost of building modifications to provide the 

21
necessary power supplies for the dehydration and cooling systems. See Doc. 152 

at 55.

The government argues that the plant modifications would have been 

required in the non-breach world because Georgia Power would be unable to load 

high burn-up fuel with a vacuum dehydration system. See Doc. 152 at 55. In 

support of this assertion, the government offers Mr. Maret’s opinion that “the same 

modifications would be necessary if DOE had performed and provided the 

equipment for–the cask equipment for Southern’s use.” Tr. at 871:7-10. Mr. 

Maret also testified, however, that he was “not certain” whether any other cask 

manufacturer uses helium dehydration. Tr. at 912:9. In light of the government’s 

refusal to identify the cask system it would have used in a non-breach world, see 

Tr. at 327:16-24 (Zabransky), it is unclear to the court on what basis Mr. Maret 

could have testified that Georgia Power would have been required to provide 

power supplies for helium dehydration and supplemental cooling systems in the 

non-breach world, while also failing to identify a single non-Holtec cask that 

would have required such modifications. This incongruity in Mr. Maret’s 

testimony prevents the court from crediting his opinion on this point. Mr. Maret’s 

testimony is also at odds with Mr. Bunt’s testimony that vacuum drying systems 

continue to be common in the industry. See Tr. at 261:12-13.

The court has previously held that plaintiffs’ choice to use Holtec casks was 

reasonable mitigation. S. Nuclear, 77 Fed. Cl. at 432 (“The court concludes 

plaintiffs’ reracking and ISFSI decisions were reasonable mitigation given the 

utilities’ rational belief that DOE was not going to commence performance in 

January of 1998, or at any reasonably foreseeable time thereafter.”) Furthermore, 

it is clear that Georgia Power installed the power supplies at issue to support the 

helium dehydration and supplemental cooling systems required to use the Holtec 

casks. See Tr. at 258:24-259:3 (Bunt); 161:3-5 (Ripple). As such, the court holds 

that the government’s breach caused Georgia Power to install the power supplies.

Because the government has failed to demonstrate that Georgia Power’s

mitigation decision with regard to the dehydration and supplemental cooling 

systems was unreasonable, no offset is warranted.

b. HVAC System

Prior to installation of the forced helium dehydrator and the supplemental 

cooling system, Georgia Power controlled temperatures on the loading room floor 

through use of “stay times” and “cooling vests” worn by employees. Tr. at 287:5-

22
17 (Bunt). After installation of the helium dehydrator and supplemental cooling 

system, however, these methods were no longer sufficient due to the increased heat 

load caused by the new equipment. Tr. at 261:14-16 (Bunt) (testifying that 

increased temperatures were “specifically attributed to the forced helium 

dehydrator”); Tr. at 259:24-25 (Bunt) (stating that plaintiffs added “chilling units 

to offset that heat load increase on the floor”). To compensate for the increased 

temperatures, Georgia Power installed an HVAC system on the loading room floor. 

Tr. at 260:21-23 (Bunt). Georgia Power claims that it should recover the costs of 

the HVAC system because it would not have been necessary in the non-breach 

world.

The government does not dispute the fact that the increased temperatures 

were attributable to the new equipment. Instead, it attacks Georgia Power’s claim 

on two grounds, arguing that they should not recover because: (1) Georgia Power

would have installed the HVAC unit in the non-breach world because it would not 

have been able to continue using their vacuum-drying system and any replacement 

system would have increased temperatures; and (2) Georgia Power benefitted from 

the HVAC unit beyond offsetting the heat increases caused by the helium 

dehydration and supplemental cooling systems, and would have made the 

modifications to improve conditions at the plant even had it not installed the new 

drying equipment. See Doc. 152 at 56-57.

As explained above, the government’s evidence that Georgia Power would 

necessarily be unable to continue using a vacuum-drying system is unpersuasive, 

and therefore cannot serve as the basis for offsetting its damages for the HVAC 

equipment. 

In support of its argument that Georgia Power would have installed the 

HVAC unit even if it had not installed the helium dehydrator and supplemental 

cooling system, the government insists that “the modification was ‘required’ not 

just for cask loading, but as a ‘betterment’ to Plant Hatch.” Doc. 152 at 57 (citing 

Tr. at 285:22-286:18 (Bunt); Defendant’s Ex. 58 at KRGSNCIIb-005996 (a work 

order that includes the term “plant betterment” in reference to the HVAC 

improvements)). 

Georgia Power, however, presented evidence that they would not have 

installed the HVAC system in the non-breach world. Mr. Bunt testified that he 

would not have expected any changes in the cooling system, as Georgia Power had 

“not modif[ied] any cooling up there for the first nine, ten years of operation of dry 

storage, utilizing the vacuum drying system . . . .” Tr. at 261:5-13 (Bunt). He also 

23
explained that the modifications were designed to offset only the additional heat 

from the new equipment, not to compensate for pre-existing heat problems:

Those modifications were to offset the additional heat load that was 

added to the refueling floor because of the added heater and chiller 

functionality of the [forced helium dehydrator] system. And the way 

we sized that chiller unit is we looked at the additional heat load from 

those two components and we made sure that the chillers were 

capable of offsetting that heat load to the floor. We did not do a full 

heat load calculation of the floor, only the delta heat load difference 

for the new equipment.

Tr. at 260:21-261:4 (Bunt). 

The court finds that Georgia Power made a reasonable effort to limit its 

mitigation efforts to the scope of the damage caused by the breach—here, the 

increased heat load specifically attributable to the dehydration and supplemental 

cooling equipment. The fact that the work order referred to by the government 

uses the term “plant betterment” does not change this fact. Even if, as the 

government suggests, Georgia Power’s reasonably-tailored mitigation efforts had 

some unintended benefit on the work conditions on the refueling floor, Georgia 

Power, as the non-breaching party, should not be penalized.

For the foregoing reasons, Georgia Power is entitled to recover $1,187,476, 

the costs of installing power supplies for the forced helium dehydration, 

supplemental cooling, and HVAC systems at Plant Hatch, and no offset is 

warranted.

2. Plant Vogtle

Plant Vogtle includes four reactor units. Units 1 and 2 are operational, see 

Tr. at 267:16-17 (Bunt), and the storage of SNF from these two units is the subject 

of this lawsuit. Units 3 and 4 are in the construction phase, see Tr. at 267:15-16, 

and any future SNF storage needed for these units is unrelated to the breach at 

issue. Georgia Power made a number of modifications at Plant Vogtle, not all of 

which are recoverable. The court will address each modification in turn, but finds 

that Georgia Power may recover ISFSI engineering and design costs and the 

construction costs of a new sally port.

24
a. ISFSI Engineering and Design Costs

While assessing dry storage options for SNF from Units 1 and 2, Georgia 

Power hired Bechtel Corporation to conduct a comprehensive design and 

engineering study. The study “involved looking at the plant site, identifying where 

an ISFSI could go, what would be entailed in all the activities inside the building, 

outside the building, to go through the full functionality of going to an ISFSI . . . .” 

Tr. at 265:16-20 (Bunt). In the work order, the scope of the project was defined as 

follows:

Develop an overall plan for the design and implementation of the 

[Plant Vogtle] ISFSI. The ISFSI will meet the fuel storage life cycle 

requirements for Units 1 and 2, with consideration for Units 3 and 4. 

The ISFSI will be designed to accommodate 250 casks for Units 1 and 

2, with consideration for 50 additional casks to support an 80 year 

plant life and consideration for an additional 200 casks for Units 3 and 

4.

Defendant’s Ex. 69 at KRGSNCIIb-006053. These services cost $1,489,258. See 

Doc. 169 at 3.

The government claims that Georgia Power should not recover any costs of 

the study, reasoning that it would have spent the same amount on a study in the 

non-breach world. Georgia Power, so the argument goes, would need to build an 

ISFSI for Units 3 and 4 irrespective of the government’s breach. And because the 

cost of the study is not dependent on the size of the ISFSI, Georgia Power would 

have paid the same amount for a future study that only applied to Units 3 and 4. 

See Doc. 152 at 65-66. Therefore, it should not recover those costs now.

Georgia Power acknowledges that the cost of the ISFSI study is not 

dependent on the size of the structure, see Doc. 149 at 60, but it effectively 

counters the government’s position that these costs should be attributed to Units 3 

and 4. Mr. Bunt testified that the study only analyzed the storage needs for Units 1 

and 2, and did not support the future storage of fuel from Units 3 and 4 because the 

fuel from Units 3 and 4 would have significantly different characteristics, and 

therefore different storage requirements, than the fuel from Units 1 and 2. See Tr. 

at 266:1-267:2. He also testified that Georgia Power has no present plan for 

storing fuel from Units 3 and 4 on the ISFSI, and that it is not permitted to do so 

under their current NRC license. See Tr. at 267:3-11. Both Mr. Bunt and Mr. 

25
Cash testified that the study was paid for entirely from funds allocated for Units 1 

and 2, see Tr. at 267:25-268:4 (Bunt); Tr. at 793:20-21 (Cash).

The government cites to several documents relating to the study that discuss 

Units 3 and 4—including the work order for the study, see Defendant’s Ex. 69; the 

study itself, Defendant’s Ex. 81; and several PowerPoint presentations about the 

study, see Defendant’s Exs. 71, 73, 97. The mention of Units 3 and 4 in these 

documents does not undercut Georgia Power’s position that the central purpose of 

the study was to facilitate dry storage for fuel from Units 1 and 2. For example, 

the Bechtel study states one of its goals as follows: “Design and implement the 

[Plant Vogtle] ISFSI in such a way that spent fuel storage for Units 3 and 4 can be 

accommodated; that is, not precluded.” Defendant’s Ex. 81 at KRGSNCIIb005784. Ensuring that future storage is not precluded does not shift the costs of 

the study to that future storage project. The language of the work order, likewise, 

indicates that Units 1 and 2 are truly the subject of the study, stating that the study 

will plan an ISFSI to “meet the fuel storage life cycle requirements for Units 1 and 

2, with consideration for Units 3 and 4.” Defendant’s Ex. 69 at KRGSNCIIb006053 (emphasis added). It simply makes no sense to ignore the existence of a 

future project when dealing with something as serious, and as potentially 

hazardous, as storing spent nuclear fuel.

Georgia Power is, therefore, entitled to recover $1,489,258 in connection 

with engineering and design costs for Vogtle Units 1 and 2, and no offset is 

warranted.

b. Sally Port Construction Costs

Georgia Power seeks to recover $486,595 in compensation for construction 

costs of a new sally port. See Doc. 169 at 3. Georgia Power built the new sally 

port because the existing port led to a road that could not bear the combined weight 

of the loaded Holtec casks and the transportation vehicles, some 600,000 pounds. 

See Tr. at 795:16-22 (Cash). The opening of the sally port was also too narrow for 

the large transportation vehicles required to move the loaded casks to the ISFSI. 

See Tr. at 795:22-25 (Cash). In the non-breach world, however, Georgia Power

claims that it would not have needed the new sally port because the government 

would have brought smaller casks, in accord with its contractual obligation to 

provide casks “suitable for use at the Purchaser’s site.” Plaintiffs’ Ex. 4 at IV.B.2. 

In addition to the sally port limitations, Georgia Power argues that the government 

would have provided small casks to Plant Vogtle because there was no functional 

rail spur at the site, therefore requiring the government to remove the SNF in 

26
smaller, lighter casks by truck. See Doc. 149 at 62; Tr. at 271:13-16, 315:17-

316:21 (Bunt). Georgia Power insists that the original sally port could have 

accommodated any cask that was appropriate for such over-the-road transport. See 

Doc. 149 at 62; Tr. at 796:10-13 (Cash).

The government’s counterargument is two-fold. First, it claims that Georgia 

Power would have installed the new sally port in the non-breach world because the 

ability to use larger casks is more efficient, and safer for the plants’ workers, since 

loading fewer, large casks would reduce the radiation to which the workers were 

exposed during the loading campaigns. See Tr. at 271:21-272:4, 272:9-13 (Bunt). 

See Doc. 152 at 64 (citing Tr. at 879:20-880:9 (Maret) (testifying that SNF is 

“essentially trash” that the plaintiffs “want to get rid of as much as [they] can at a 

given time”); Tr. at 879:4-7 (Maret) (stating, with regard to loading one-assembly 

casks, that: “Based on everything I’ve heard, it looks to me that that would be 

contradictory to the way Southern or any company that I’m familiar with would 

choose to conduct business.”)). Second, it argues that because Plant Vogtle had a 

rail spur at some point in the past, and plans to install another spur at some point in 

the future, see Tr. at 271:13-16 (Bunt), that the court should discredit Georgia 

Power’s argument that DOE would have had to remove casks by truck. See Doc. 

152 at 64-65. 

It is useful in examining this particular item on plaintiffs’ list of damages to 

consider what is meant by the short-hand terms “breach world” and “non-breach 

world.” What the court, and presumably the parties, mean in using these terms is: 

(1) the “breach world” refers to the collection of circumstances that exist, along 

with the actions that were taken by the parties, because a party breached one or 

more of its contractual obligations, and (2) the “non-breach world” refers to the 

collection of circumstances and actions that one would expect to have occurred had 

both parties performed their contractual obligations. It is tempting, however, to 

stretch the term “non-breach world” to refer to all circumstances one would 

reasonably expect to see had a breach not occurred—in other words, to divorce the 

expected circumstances or actions from the language of the contract. The 

difference appears subtle, but the sally port question brings it into relief. 

Here, it seems very likely to the court that, as the government argues, 

Georgia Power would have made plant modifications to accommodate larger casks. 

The efficiencies of time and money, along with the reduction in risk to workers, 

are considerable. On this basis, the government asks the court to find that in the 

“non-breach world,” Georgia Power would have installed a new sally port, and 

thus, disallow recovery of construction costs. The problem with this argument is 

27
that these very reasonable, and even likely, steps are not required by the contract, 

and it is merely speculation that Georgia Power would have taken them. 

Therefore, insofar as the non-breach world is one in which the parties abide by 

their contractual obligations, the court finds that Georgia Power would not have 

been required to install a new sally port. The government is, in fact, required 

under the contract to deliver casks that are “suitable for use at the Purchaser’s site.” 

Plaintiffs’ Ex. 4 at IV.B.2. And casks requiring expensive building modifications 

are, by definition, not “suitable for use at the Purchaser’s site.” 

As such, Georgia Power is entitled to recover the sally port construction 

costs in an amount of $486,595, and no offset is warranted.

3. Plant Farley

Alabama Power made a number of modifications at Plant Farley, not all of 

which are recoverable. The court will address each modification in turn, but finds 

that Alabama Power may recover for the pit covers and loading procedure 

development.

a. Pit Covers

Alabama Power designed and installed new loading pit and wash pit covers 

to accommodate the Holtec casks, while still leaving enough room for activities 

associated with closing the casks. See Doc. 149 at 48. Specifically, the Holtec

dehydration equipment required considerable space. See Tr. at 158:5-12 (Ripple). 

Alabama Power argues that it would not have incurred these costs in the nonbreach world because the government would have brought the equipment

necessary to load DOE casks, which it assumes would not be Holtec, and therefore,

would not have created a space issue. See Doc. 149 at 48-49. The pit covers cost 

$69,364. See Doc. 169 at 4.

The government counters that because of the limited floor space in the plant, 

Alabama Power would have replaced the pit covers in the non-breach world simply 

to conduct “normal operations of the plant.” Doc. 152 at 46; Tr. at 852:21-853:11 

(Maret).

Neither party hits precisely on the reasoning that the court believes is best 

supported by the evidence in this case. The Standard Contract specifically states 

that the government will provide casks that are “suitable for use at the Purchaser’s 

site” and that the government will provide equipment “needed to use . . . the 

28
cask(s).” Plaintiffs’ Ex. 1 at IV.B.2. The term “suitable for use,” read along with 

the government’s obligation to provide equipment “needed to use” the casks,

implies that the casks chosen would not require major building renovations. Here, 

the casks that were reasonably chosen in mitigation required new pit covers to 

accommodate necessary equipment. As with the penetrations at Plant Farley, the 

pit covers were installed to create room for the dehydration system which is 

required for the Holtec casks. Because Alabama Power purchased and loaded the 

Holtec casks as a result of the government’s breach, it is entitled to recover for the 

modifications that were necessary to facilitate the loading process—including the 

new pit covers.

Alabama Power is entitled to recover $69,364 for the pit covers, and no 

offset is warranted.

b. Loading Procedure Development

Alabama Power seeks to recover $303,030 for site-specific loading 

procedure development. See Doc. 169 at 3. The argument is straightforward—the 

Standard Contract states that the government will provide “written procedures for 

cask handling and loading, including specifications on Purchaser-furnished 

cannisters [sic] for containment of failed fuel. . . .” Plaintiffs’ Ex. 1 at IV.B.2(a). 

The government acknowledges this language in the Standard Contract, but 

claims that DOE is only required “to provide general written procedures for 

loading,” but not “site-specific loading procedures.” See Doc. 152 at 57. In 

support of its position, the government offers the testimony of Mr. Zabransky, the 

contracting officer for the Standard Contract, and Mr. Maret, one of the 

government’s experts. First, Mr. Zabransky testified that “it’s [the utilities’] 

responsibility to take those procedures [from DOE] and make them site-specific.” 

Tr. at 741:4-7. Mr. Maret then testified that Alabama Power should be charged 

with site-specific procedure development because those procedures “are associated 

with how the plant [is] managed and operated, and they’re all done in accordance 

with the Part 50 license, which is held by the customer, by Southern Company or 

the owners of the facility, not by DOE.” Tr. at 869:24-870:4. Mr. Maret also 

stated in his expert report that “basic loading operations for all spent fuel casks are 

common and generic procedures are typically provided by cask vendors, variations 

in the plant design and plant licensing requirements necessitate that procedures be 

customized for each plant.” Defendant’s Ex. 74 at 16.

29
The language of the Standard Contract does not distinguish between general 

and site-specific loading procedures. And if, as Mr. Maret explained, the cask 

vendor or manufacturer provides general instructions, it stands to reason that the 

government’s contractual responsibility is to provide something more than that. 

Furthermore, there are additional indications in this section of the Standard 

Contract that the government agreed to take specifics of each plant into 

consideration. The contract states, for example, that the government will furnish 

casks that are “suitable for use at the Purchaser’s site, meet applicable regulatory 

requirements, and be accompanied by pertinent information,” and that the 

government will provide “training for Purchaser’s personnel.” Plaintiffs’ Ex. 1 at 

IV.B. 

One of the cardinal rules of contract interpretation is that “[i]f the terms of a 

contract are clear and unambiguous, they must be given their plain meaning.” 

Barron Bancshares, Inc. v. United States, 366 F.3d 1360, 1375 (Fed. Cir. 2004). A 

contract term is only ambiguous if it is “susceptible to more than one reasonable 

meaning.” Id. at 1375-76. The court finds that the contract language at issue here 

is unambiguous, and requires the government to provide site-specific loading 

procedures. The government certainly could have circumscribed the specificity of 

the procedures it agreed to provide in the contract language, but did not do so.

Alabama Power is entitled to recover $303,030 for loading procedure 

development, and no offset is warranted.

B. Unrecoverable Costs

1. Plant Vogtle Crane Modifications

Georgia Power seeks to recover $289,330 for modifications made to the 

crane at Plant Vogtle. See Doc. 149 at 63. It claims that it only modified the crane 

to accommodate the 125-ton Holtec casks, and that because the crane could have 

been used without modification to lift single-assembly, 25-ton casks, the 

modifications would not have been necessary in the non-breach world. See id. at 

63-64.

The crane at Plant Vogtle was derated, meaning its permissible load was 

reduced, for a number of reasons, including “reliability” problems. Tr. at 274:12 

(Bunt). The evidence adduced at trial does not support a finding of a definite 

weight that the derated crane could safely handle. Mr. Bunt, Georgia Power’s

Severe Accident Management Manager, explained: “The placard I saw was 55 tons 

30
that it was derated to, and then it was administratively controlled to a value less 

than that so that you never approach that value.” Tr. at 277:12-15. When asked 

what that administratively controlled value was, he could not recall. See Tr. at 

277:17 (Bunt). 

While Georgia Power did elicit an admission from Mr. Zabransky on crossexamination that the crane could have hoisted a 25-ton, single-assembly cask, see 

Tr. at 334:18, his testimony is at odds with the testimony of Mr. Cash, who served 

as project manager for the Vogtle Major Project Groups until shortly before the 

trial started, see Tr. at 756:8-12 (Cash). Mr. Cash testified that, due to problems 

with the crane’s main hook, Georgia Power was unable to lift the 25-ton casks that 

they planned to use to remove damaged fuel rodlets from the plant. See Tr. at 

771:13-16. 

Georgia Power’s theory for recovery depends on a finding that the crane, in 

its unrepaired state, was capable of lifting an existing cask. See Doc. 149 at 63-64. 

Because the most credible evidence at trial indicates that the crane would have had 

problems handling even the relatively small load of 25 tons, the court finds that 

Georgia Power would have repaired the crane in the non-breach world. Therefore, 

it cannot recover the expenses for doing so.

2. Plant Farley

Alabama Power claims that it should recover for a number of modifications 

at Plant Farley pursuant to the government’s obligation to provide “technical 

information, special tools, equipment, lifting trunnions, spare parts and 

consumables needed to use and perform incidental maintenance on the cask(s),”

Plaintiffs’ Ex. 1 at IV.B.2(c), including the power distribution and piping 

penetrations, the work platform,4 the lift yoke support arm, and the lift yoke 

extension and stands. See Doc. 149 at 46-56. The court holds that Alabama Power

cannot recover these costs for the following reasons.

4 In the first Southern case, the court awarded plaintiffs damages for a work platform installed at 

Plant Hatch, holding that there was “no dispute that the platform was required to load” the casks. 

See S. Nuclear, 77 Fed. Cl. at 452. The evidence in this case does not support the same 

conclusion.

31

 
a. Power Distribution and Piping Penetrations, Units 1 

and 2

As Georgia Power did at Plant Hatch, Alabama Power modified the power 

supplies at Plant Farley, in both Unit 1 and Unit 2, to accommodate the power 

requirements of the forced helium dehydrator and supplemental cooling system 

needed to load the Holtec casks. See Tr. at 159:10-24 (Ripple) (explaining that 

Plant Farley had very limited space and so the helium dehydrator and supplemental 

cooling systems were located outside the building and penetrations through the 

walls were necessary to connect the equipment on the loading room floor); Tr. at 

242:14-18 (Bunt) (testifying that the penetrations would not have been necessary if 

plaintiffs continued to use the vacuum drying system); Tr. at 244:23-245:19 (Bunt) 

(explaining that Plant Farley had pre-existing electrical hook-ups and penetrations 

that supported the vacuum drying system, but that they needed to be modified to 

support the helium dehydration system, and noting that the penetrations for Units 1 

and 2 were of the same type).

The government objects to these expenses, again claiming that Alabama 

Power would have incurred the costs in the non-breach world because it would 

have needed to replace the vacuum-drying system with the helium dehydrator and 

supplemental cooling system even with DOE performance. See Doc. 152 at 52-54. 

This argument fails with respect to Plant Farley for the same reasons it failed with 

respect to Plant Hatch.

The government makes an additional argument with respect to Plant Farley. 

It claims that the penetrations were also used for “pool filtration and to install 

lighting and receptacles in the cash wash pit area.” See Doc. 152 at 51, 53-54. In 

other words, the government argues that Alabama Power would have made the 

modifications to support functions in both Units 1 and 2 wholly apart from the 

dehydration and supplemental cooling systems. In making this claim, the 

government relies heavily on Mr. Maret’s opinion that the lighting and filtration 

functions are necessary for loading any cask. See Tr. at 864:18-868:11. 

Alabama Power does not disagree that lighting and filtration are important, 

but it presented testimony that the modifications, to the extent they affected 

functions beyond the dehydration equipment, “were made in order to ensure [Plant 

Farley] had sufficient power for the filtration once we added the additional 

electrical load.” Tr. at 214:16-18 (Ripple). In fact, Alabama Power successfully 

loaded casks prior to making any modifications with the vacuum-drying system 

and the existing electrical work. See Tr. at 159:4-6 (stating that plaintiffs switched 

32
to the helium dehydrator system in 2008), and see Tr. at 150:4-6 (Ripple) (stating 

that plaintiffs loaded casks from Farley Unit 1 in 2005 and 2006). See also Tr. at 

106:11-14 (Cocherell) (citing 2005 as the year in which the first cask was loaded at 

Plant Farley Unit 1).

The evidence tends to prove that loading activities and pool filtration were 

functional prior to the plant’s decision to the install building penetrations at issue. 

The penetrations were installed to accommodate the helium dehydration system 

required for the Holtec casks and the necessary changes due to its substitution for 

the vacuum-drying system. Because Alabama Power purchased and loaded the 

Holtec casks as a result of the government’s breach, the court finds that the 

government’s breach also caused Alabama Power to install the power distribution 

and piping penetrations.

In order to recover, however, Alabama Power is required to prove not only 

that the damages were reasonably foreseeable, and that the breach caused the 

damages, but the damages must also be “shown with reasonable certainty.” 

Indiana Michigan Power Co. v. United States, 422 F.3d 1369, 1373 (Fed. Cir. 

2005) (citing Energy Capital Corp. v. United States, 302 F.3d 1314, 1320 (Fed. 

Cir. 2002)).

On November 21, 2014, the court ordered plaintiffs to itemize their 

damages, and to provide record cites to support each figure, because plaintiffs’ 

failure to identify specific dollar figures associated with each claimed item had 

frustrated the court’s effort to finalize this opinion. See Doc. 168. In their 

responsive filing, plaintiffs admitted that they had not proven specific costs 

attributable to the power distribution and piping penetrations at Plant Farley. See 

Doc. 169 at 5.

It is true that damages need not be “ascertainable with absolute exactness or 

mathematical precision,” but “recovery for speculative damages is precluded.” 

Indiana Michigan, 422 F.3d at 1373 (citations omitted). Enough evidence to allow 

the court to make “a fair and reasonable approximation” is required. Bluebonnet 

Sav. Bank v. United States, 266 F.3d 1348, 1355 (Fed. Cir. 2001) (citations 

omitted). The court finds that plaintiffs did not submit enough evidence for the 

court to assign a reasonable value to the power distribution and piping penetrations 

at Plant Farley. Therefore, even though the court finds that the defendant’s breach 

caused Alabama Power to make these modifications, it cannot recover.

33
b. Work Platform, Lift Yoke Support Arm, Lift Yoke 

Extension and Stands

Alabama Power also claims that it should recover for the costs incurred to 

install the work platform, the lift yoke support arm, the lift yoke extension and the 

lift yoke extension stands. See Doc. 149 at 46-54. The problem with Alabama 

Power’s argument is the same for each of these items—while they are convenient 

and smart modifications, they are not necessary to load the casks.

Alabama Power installed a work platform at Farley, Unit 2 “to provide 

access to the cask while we’re doing the welding and decontamination” while 

loading. See Doc. 149 at 46 (citing Tr. at 156:23-25 (Ripple)). The government 

argues that Alabama Power would have installed the platform in the non-breach 

world because it makes sense to do so. Mr. Maret testified that the decision to 

install the work platform was a good one, because it allowed Alabama Power to 

“facilitate the work and make it more efficient, make it safer and to reduce the 

potential for radiation exposure. . .” Tr. at 849:15-17. Alabama Power’s good 

judgment, however, does not necessarily translate into contract recovery. As the 

government correctly stated: “An installed work platform . . . is not ‘needed to use’

a cask because Southern could have—and actually did—use scaffolding to access 

the top of its casks.” Doc. 152 at 43. See also Tr. at 748:13-17 (Zabransky) 

(testifying that casks can be loaded with scaffolding instead of work platforms); Tr. 

809:5-16 (McCallum) (testifying that plaintiffs have previously used scaffolding to 

at access the tops of casks); Tr. at 849:4-23 (Maret) (testifying that plaintiffs could 

have chosen to use scaffolding, but that the work platform was a better solution); 

Tr. at 903:14-22 (Maret) (testifying that the work platform “makes sense” but is 

“not necessary to load a cask”).

Alabama Power seeks to recover the costs of installing a support arm for the 

lift yoke that allowed it to store the lift yoke in the spent fuel pool building. See 

Doc. 149 at 49-52. In the non-breach world, the government would likely have 

provided the lift yoke itself. See Tr. at 901:10-11 (Maret). The evidence shows, 

however, that Alabama Power had a choice as to how to store the lift yoke. As the 

plaintiffs explain, “either the yoke must be decontaminated after each use before 

removing it from the spent fuel pool building or it must be stored within the 

radiologically controlled spent fuel pool building.” Doc. 149 at 50 (citing Tr. at 

854:19-855:13 (Maret)). The court tends to agree with Mr. Maret that Alabama 

Power’s choice to install the support arm was “ingenuous,” Tr. at 844:25, but as 

with the work platform, that does not make it necessary, and therefore the 

government’s responsibility, under the terms of the contract.

34
For the same reasons, Alabama Power cannot recover for the lift yoke 

extension and stands. Alabama Power attached the lift yoke extension to the crane 

hook, and installed stands on which to store it, in order to avoid contaminating the 

crane components that are stored outside of the spent fuel pool building. See Tr. at 

152:22-153:3 (Ripple). The alternative to such an arrangement would require 

plaintiffs to incur repeated decontamination costs. See Tr. at 862:7-17 (Maret). 

Alabama Power argues that the lift yoke extension and stands were necessary for 

loading the casks. See Doc. 149 at 53. The court agrees with the government, see 

Doc. 152 at 49-50, and finds that this equipment, while a “keen solution,” see Tr. 

at 862:12 (Maret), was not necessary.

IV. NRC Fees

Finally, plaintiffs claim that they are entitled to recover a portion of the fees 

collected by the NRC. As the Federal Circuit has previously explained, “[t]he 

NRC is required to recover nearly all of its costs of regulating the nuclear power 

industry from the licensees that it supervises,” pursuant to the Omnibus Budget 

Reconciliation Act, known as OBRA-90. Consol. Edison Co. of New York, Inc. v. 

Entergy Nuclear Indian Point 2, LLC, 676 F.3d 1331, 1336 (Fed. Cir. 2012) (citing 

42 U.S.C. § 2214). It does so by levying a variety of annual fees—some are sitespecific, and others are generic and industry-wide. See id. at 1337. “The annual 

fees must have, to the maximum extent practicable, a reasonable relationship to the 

cost of providing regulatory services in order to meet the requirements of OBRA90.” Revision of Fee Schedules; 100% Fee Recovery, FY 1999, 64 Fed. Reg. at 

31457. This case, like Consolidated Edison, involves the generic fees that fund 

“activities such as the development and provision of regulatory guidance, 

‘research,’ and ‘[o]ther safety, environmental, and safeguards activities.’” See id.

(citing 10 C.F.R. § 171.15).

Prior to 1999, the NRC only charged generic dry storage fees to facilities 

with ISFSIs onsite. Additional generic fees were charged to all facilities to cover 

the costs relating to spent fuel pool storage and other decommissioning costs. See 

Doc. 149 at 30. In 1999, the NRC consolidated the generic fees into one fee, 

known as the Part 171 Spent Fuel Storage/Reactor Decommissioning (“SFS/RD”) 

fee. See Consolidated Edison, 676 F.3d at 1338. The new fee was to be assessed 

“to those Part 72 licensees who do not hold a Part 50 license and to all operating 

and non-operating Part 50 power reactor licensees, except those power reactor 

licensees who have permanently ceased operations and have no fuel onsite.” 

Revision of Fee Schedules; 100% Fee Recovery, FY 1999, 64 Fed. Reg. 31448 at 

31462 (June 10, 1999) (to be codified at 10 C.F.R. pts.170 & 171). The effect of 

35
this rule change was that “all operating power reactor licensees were assessed a 

portion of the NRC’s generic dry storage costs, regardless of whether or not they 

had an ISFSI.” Doc. 149 at 31 (citing Tr. at 355:4-10 (Funches)). 

Plaintiffs in several cases have since sought to recover a portion of the 

generic fee, claiming that it was unfairly levied during the time they did not 

maintain dry storage. The central issue here is whether plaintiffs can prove that 

the government’s breach caused the increase in fees.

In Consolidated Edison, the Circuit set out two possible paths for 

establishing a causal link between an increased NRC fee and the government’s 

breach of the Standard Contract: “(1) that NRC’s overall generic costs increased 

as a result of DOE’s breach, causing the NRC to assess increased generic fees on 

each of its licensees; or (2) that a 1999 rule changed the fee allocation method as a 

result of DOE’s breach and increased [plaintiff’s] share of generic fees.” 676 F.3d 

at 1337. Here, plaintiffs claim a right to recovery on the second basis, “that the

1999 revised fee increased Southern’s share of the generic fees as a result of 

DOE’s breach.” Doc. 149 at 31.

As in Consolidated Edison, plaintiffs’ argument in this case appears to be

“that, in a non-breach world, the NRC would not have changed its fee structure, 

and [plaintiffs] would not have had to pay the portion of the SFS/RD fee 

attributable to dry storage” for the period of time in which they did not have dry 

storage facilities. 676 F.3d at 1338; see Doc. 149 at 29-30, 39. The Circuit denied 

recovery in Consolidated Edison, holding that plaintiff’s evidence “failed to show 

that the 1999 rule change was the result of DOE’s breach.” 676 F.3d at 1338. The 

evidence considered by the Circuit included various public statements by the NRC 

expressing concern that wet and dry storage were not being treated equitably, and 

NRC Commissioners’ comments related to the rule change. See id. at 1337-39.

In order to recover here, plaintiffs must present more or different evidence to 

prove the causal link. Plaintiffs rely on the following additional evidence: (1) the 

testimony of Mr. Jesse Funches, who worked for the NRC from 1987 to 2007, and 

served as the NRC’s Chief Financial Officer from 1997 until his retirement in 

2007; (2) the Spent Fuel Storage and Decommissioning Fee Study, Plaintiffs’ Ex. 

70, Attachment 2;5 and (3) the testimony of Mr. Metcalfe, plaintiffs’ economics 

expert, interpreting the NRC’s actions from an economic perspective.

5 The government argues that the court should presume that the Federal Circuit reviewed this 

study because it was part of the record in Consolidated Edison. See Doc. 152 at 67 n.13. While 

36

 
Plaintiffs primarily rely on Mr. Funches’ conclusion that DOE’s delay was 

the sole factor “that caused the—the dry spent fuel storage part of that fee to be 

structured the way it was.” Tr. at 496:15-17. Mr. Funches believes this to be the 

case for two reasons. 

First, he testified that the new generic fee must have been imposed because 

of the government’s breach, which resulted in the expectation that all facilities 

would eventually require dry storage. See Tr. at 359:5-13 (noting that “all power 

reactors would need to store spent fuel going into the future because the fuel was 

not being picked up by the DOE”), 365:4-12 (explaining the relationship to 

OBRA-90). To conclude otherwise, plaintiffs claim, would run afoul of the 

mandate that fees be assessed only to the class of licensees who contribute to the 

costs. See Doc. 149 at 33-35.

Plaintiffs posit that the NRC’s response to a public comment made during 

the rulemaking process, which was reviewed by the Federal Circuit in 

Consolidated Edison, supports Mr. Funches’ position on this point. A utility 

objected to the imposition of the new fee structure on the basis that it would not 

need dry storage “had DOE honored its obligation to take possession of spent fuel 

by January 1998.” See Doc. 149 at 35 (citing Revision of Fee Schedules; 100% Fee 

Recovery, FY 1999, 64 Fed. Reg. at 31455). The NRC responded by recognizing 

“that sites will be required to continue to store spent fuel onsite until another 

solution becomes available,” but noting that this requirement “does not relieve 

[the] NRC of the OBRA-90 requirement to recover approximately 100 percent of 

its budget authority through fees.” Id. Plaintiffs take the position that this 

exchange demonstrates a link between the government’s breach and the increased 

fees. See id.

Second, Mr. Funches testified that the “NRC staff and Commissioners 

expressed a desire for the generic dry storage costs [to] be covered by the Nuclear 

Waste Fund, which necessarily required an actual economic link with DOE’s 

obligations under the Standard Contract.” Doc. 149 at 35; see Tr. at 365:18-366:15

(Funches). In support of this opinion, Mr. Funches referred to Commissioner 

Merrifield’s and Commissioner McGaffigan’s comments that were previously 

considered by the Federal Circuit. He also points to the Spent Fuel Storage and 

Decommissioning Fee Study, a document not explicitly discussed by the Federal 

it may have technically been considered, the court chooses to review the import of the document 

here because the Federal Circuit did not specifically discuss it in the Consolidated Edison

opinion.

37

 
Circuit, but one that, like the Commissioners’ comments, suggests recovering the 

fees from the Nuclear Waste Fund. See Plaintiffs’ Ex. 70, Attachment 2 at 11.

Given that the Nuclear Waste Fund “can only be used ‘for purposes of 

radioactive waste disposal services,’” see Yankee Atomic Elec. Co., 536 F.3d at 

1281 (quoting 42 U.S.C. § 10222(c)-(d)), Mr. Funches concludes that “the only 

rationale for taking funds from the Nuclear Waste Fund was that DOE was not 

picking up the fuel.” Tr. at 370:24-25. Mr. Metcalfe aimed to bolster this 

conclusion with his opinion that “this is an acknowledgement economically that 

the NRC realizes that it’s the DOE’s breach, the DOE’s delay in picking up spent 

fuel that the utilities having to build incremental storage that is causing this generic 

fee to occur.” Tr. at 624:5-9. 

The court is bound by the Federal Circuit’s decision that the evidence it 

considered in Consolidated Edison is insufficient to establish that the 

government’s breach of the Standard Contract was the cause of the 1999 rule 

change. Therefore, regardless of the court’s view of that evidence, its analysis in 

this case is restricted to evaluating the new evidence presented by plaintiffs. The 

court holds that the new evidence is insufficient to establish causation. 

Mr. Funches’ testimony simply does not add enough to the picture to 

definitively establish that the government’s breach was a substantial cause of the 

rule change. As Chief Financial Officer, Mr. Funches was not a decision-maker 

with regard to rule changes. See Tr. at 385:21-23; 387:5-388:3 (Funches). And, in 

fact, he testified that he cannot recall any conversations with, or specific statements 

from, the Commissioners that directly connected the new fee with the 

government’s breach. See Tr. at 390:14-24.

Plaintiffs are, however, offering his testimony as an expert, not a fact 

witness. Federal Rule of Evidence 702 governs the admissibility of expert 

testimony, and provides:

A witness who is qualified as an expert by knowledge, skill, 

experience, training, or education may testify in the form of an 

opinion or otherwise if:

(a) the expert’s scientific, technical, or other specialized knowledge 

will help the trier of fact to understand the evidence or to 

determine a fact in issue;

38
(b) the testimony is based on sufficient facts or data;

(c) the testimony is the product of reliable principles and methods; 

and

(d) the expert has reliably applied the principles and methods to the 

facts of the case.

The trial court is tasked with the “gatekeeper” function under Rule 702, “to 

ensur[e] that an expert’s testimony both rests on a reliable foundation and is 

relevant to the task at hand.” Kumho Tire Co., Ltd. v. Carmichael, 526 U.S. 137, 

141 (1999) (quoting Daubert v. Merrell Dow Pharmaceuticals, Inc., 509 U.S. 579, 

597) (1993)).

Although the court did not consider it appropriate to exclude Mr. Funches’

testimony prior to trial, see Doc. at 129 (order denying the government’s motion to 

exclude), it is now clear that his opinion is not “relevant to the task at hand.” The 

evidence presented by plaintiffs as forming the basis for Mr. Funches’ testimony is 

almost entirely synonymous with the evidence in Consolidated Edison. He is 

essentially arguing, through very protracted testimony, the logic of the plaintiff’s 

position in Consolidated Edison. Regardless of whether this court finds the 

argument convincing, it has been rejected by the Federal Circuit. 

The only new document is the Spent Fuel Storage and Decommissioning Fee 

Study. See Plaintiffs’ Ex. 70, Attachment 2. The study states: “[b]ecause of the 

delay in the DOE high-level waste repository program, the team recommends that 

legislation be sought, so that the generic costs associated with NRC’s spent fuel 

storage activities can be derived from the Nuclear Waste Fund.” Id. at 11. 

Reliance on this document to establish causation is problematic. As an 

initial matter, the recommendation is echoed by Commissioner Merrifield’s 

comments that have already been disregarded by the Federal Circuit. See Consol. 

Edison, 676 F.3d at 1339 (stating that “while [Commissioner] Merrifield’s 

comments explicitly suggest proposing legislation to amend the NWPA because of 

the government’s delay in accepting SNF, it does nothing to suggest that the 1999 

rule change was the result of that delay or DOE’s breach”).

Furthermore, the study recognizes that using money from the Nuclear Waste 

Fund would “require[] legislative changes to the Nuclear Waste Policy Act 

(NWPA) which likely would be difficult to obtain in a timely manner.” Id. And 

39
notes that, “[l]egislative relief may be hindered . . . by the prospect of reducing 

funds readily available for the DOE repository by diverting them to cover NRC 

needs.” Id. It is clear that the authors of the study, in making this recommendation, 

understood that diverting funds from the Nuclear Waste Fund was something that 

could not be done under the existing legal structure. The logical foundation of Mr. 

Funches’ opinion on this point, however, is the current legal structure, i.e., the 

statutory requirement that the Nuclear Waste Fund can only be used “for purposes 

of radioactive waste disposal activities.” 42 U.S.C. § 10222(d). Therefore, 

because the study acknowledges the necessity of legislative change in order to 

effectuate its recommendation, it does not necessarily support Mr. Funches’ 

conclusion. Mr. Metcalfe’s opinion is flawed for the same reason.

To be clear, the court does not hold that plaintiffs cannot, as a matter of law, 

establish causation. But in this case, considering the Federal Circuit’s binding 

precedent, plaintiffs have failed to present sufficient evidence to support a finding 

that the government’s breach was a substantial causal factor in the NRC’s decision 

to increase fees.

CONCLUSION

Based on the foregoing analysis, the court awards the plaintiffs the following 

damages:

Georgia Power Company

Damages not specifically contested at trial (Hatch): $32,048,515

Damages not specifically contested at trial (Vogtle): $1,262,564

Plant Vogtle ISFSI engineering and design: $1,489,258

Plant Vogtle sally port: $486,595

Plant Hatch power supplies and HVAC system: $1,187,476

______________

Total Recovery: $36,474,408

Alabama Power Company

Damages not specifically contested at trial: $26,120,379

Plant Farley loading procedure development: $303,030

Plant Farley pit covers: $69,364

______________

Total Recovery: $26,492,773

40
The court has filed this opinion under seal in the event that information 

contained herein remains sensitive. The parties are directed to submit any 

proposed redactions within fifteen days of the date of this opinion.

The clerk is directed to enter final judgment in favor of Georgia Power in an 

amount of $36,474,408, and final judgment in favor of Alabama Power in an 

amount of $26,492,773. 

SO ORDERED.

s/ James F. Merow 

James F. Merow

Senior Judge

41