### IN THE COURT OF APPEALS OF THE STATE OF WASHINGTON

KING COUNTY , Respondent,

v. WALSH CONSTRUCTION COMPANY II, LLC, an Illinois limited liability company; and TRAVELERS CASUALTY AND SURETY COMPANY OF AMERICA, a foreign insurance corporation, Appellants

. No. 83787

- 7

- I DIVISION ONE PUBLISHED OPINION

F ELDMAN , J.

— This appeal arises out of a public works contract that required W alsh Construction Company II to construct and install a conveyance pipeline for King County. After the pipeline broke, the County paid Walsh to repair it and then sued Walsh for those costs. Relevant here, t he trial court dismissed with prejudice “[a]ny defense based on alleged defective desig n

. ” Because the trial court misinterpreted the pertinent provisions of the parties’ agreement and misapplied controlling precedent , w e reverse and remand

. I. In November 2013, the County solicited bids to construct the South Magnolia Combined Sewer Overflow Control Project

. The purpose of the p rojectNo. 83787

- 7

- I / 2

- 2

- was to diverge and limit the discharge of overflow wastewater into Elliott Bay during significant storm events. After Walsh submitted the lowest bid, the County awarde d Walsh a c ontract (hereinafter “the Contract”) for the construction of an underground pipeline to convey overflow wastewater toward a diversion structure and storage tank. Walsh signed the C ontract on April 7, 2014

. The Contract includes a provision en titled “ Correction o f Work o r Damaged Property ,” which states as follows: If material, equipment, workmanship, or Work proposed for, or incorporated into the Work, does not meet the Contract requirements or fails to perform satisfactorily, the County shall have the right to reject such Work by giving the Contractor written Notice that such Work is either defective or non

- conforming. 1. The County, at its option, shall require the Contractor, within a designated time period as set forth by the County, to either
a. Promptly repair, replace or correct all Work not performed in accordance with the Contract at no cost to the County; or b. Provide a suitable corrective action plan at no cost to the County. The Contract defines the term “ W ork ,” listed abov e, to include “the labor, materials, equipment, supplies, services, other items, and requirements of the Contract necessary for the execution, completion and performance of all work within the Contract by the Contractor to the satisfaction of King County .” Although Walsh agreed that it would repair, replace, or correct all Work not performed in accordance with the Contract at no cost to the County if the material, equipment, workmanship , or Work fail ed to perform satisfactorily , it was not responsible fo r the design of the pipeline. Addressing that issue, section 3.2 of the General Terms and Conditions states that the “Contractor will not beNo. 83787

- 7

- I / 3

- 3

- required to provide professional services which constitute the practice of architecture and engineering except to the extent provided for in the technical specifications and drawings. ” Walsh began installing the p ipeline in September 2014 . On January 5, 2016, the County issued a Certificate of Substantial Completion. In September 2016, the County discovered that t he pipeline was malfunctioning. Following investigation, the County determined the p ipeline had fractured, allowing soil and other debris into the pipe

. On February 8, 2017, the County notified Walsh that the break in the p ipeline was preventing overflow s from flowing through the
p ipeline to the new storage facility and that the “ Work has been found not to conform to [sic] Contract .” Having found that the Work did not conform to the Contract, the County directed Walsh to develop a corrective action plan and submit the plan to the County as soon as possible. Walsh responded, contrary to the County’s assertion, that “t he root cause of the b reak is due to a design issue ” and refused to repair the non

- functioning p ipeline unless the County paid it to do so. To expedite the repairs, the County agreed to advance funds to Walsh subject to mutual reservations of rights under which the County could seek reimbursement from Walsh. Walsh ultimately provided a corrective a ction plan and performed the work to replace the broken p ipeline with a new pipeline. The County incurred costs in excess of $20 million to repair and replace the damaged p ipeline. In September 2020, the County sued Walsh alleging breach of contract and breach of warranty. The County alleged that the “Work failed to performNo. 83787

- 7

- I / 4

- 4

- satisfactorily due to the physical and other damage to the P roject and to the Conveyance Pipe” and “Walsh breached the Construction Contract by not repairing, replacing or correcting the physically damaged Work that failed to perform satisfactorily at no cost to King County.” Walsh , in turn, denied liability and asserted as an affirmative defense (among other defenses) that the County’s “claims are limited or barred by the applicatio n of the Spearin doctrine.” The U.S. Supreme Court recognized the Spearin doctrine in United States v. Spearin , 248 U.S. 132, 54 Ct.Cl. 187, 39 S. Ct. 59 (1918 ). Succinctly stated, the doctrine holds that where “‘ [A] contractor is required to build in a ccordance with plans and specifications furnished by the owner, the [owner] impliedly guarantees that the plans are workable and sufficient. ’ ” Lake Hills Investments, LLC v. Rushforth Construction Co., Inc . 198 Wn.2d 209, 218, 494 P.3d 410 (2021) ( quoting Ericksen v. Edmonds School Dist. No. 15 , 13 Wn .2d 398, 408, 125 P.2d 275 (1942) ). The Spearin doctrine “ has [ since ] been adopted in nearly all jurisdictions ,” including Washington. Id. ( internal quotation marks omitted)

. The County filed a motion for summary judgment seeking (among other relief) dismissal of Walsh’s Spearin defense. The County asserted that any implied warranty of design adequacy was displaced by the Correction o f Work o r Damaged Property provision in the Contract. The trial court granted the County’s motion and dismissed with prejudice “[a]ny defense based on alleged defective design .” Walsh moved for reconsideration, which the trial court denied. The
court subsequently granted Walsh’s motion to certify the summar y judgmentNo. 83787

- 7

- I / 5

- 5

- ruling for discretionary review under RAP 2.3(b). This court granted Walsh’s motion for discretionary review. II

. The question presented here is whether the Correction of Work o r Damaged Property provision in the Contract (quoted above) displac es “[a]ny defense based on alleged defective design ,” including Walsh’s Spearin defense, as the trial court ruled. Our Supreme Court squarely addressed a similar issue in Shopping Center Management Company v. Rupp , 54 Wn.2d 624, 343 P.2d 877 (1959) (hereinafter Rupp ) , which the County cites in support of its argument . The
court there held that “ in the absence of an express warranty , a contractor is not liable for the loss or damage resulting from the defective plans and specifications prepared by t he other party to the contract. ” Id. at 631. The court explained that whe re the language of an express warranty goes beyond warranting the work and also warrants that the materials and equipment installed by the contractor will “ operate satisfactorily under the plans and specifications of the owner , ” the contractor’s express warranty of satisfactory operation displaces the owner’s implied warranty of design adequacy. Id

. at 632

- 33. In so holding, t he court in Rupp compared the express warranty at issue there to the contractual guarantee in Port of Seattle v. Puget Sound Sheet Metal Works , 124 Wash. 10, 213 P. 467 ( 1923 ). In Port of Seattle , the contractor’s guarantee stated: “We hereby guarantee to keep the roof installed by us

. . . in perfec t condition for a term of ten years from this date.” Id. at 11

. Given this broad language, the court in Port of Seattle held that the contractor was “boundNo. 83787

- 7

- I / 6

- 6

- by the

. . . guaranty, and must maintain and keep in repair the work, no matter whether the imperfect condition arose from his failure to comply with the plans and specifications or may have arisen by reason of a defect in the very plan of construction itself, independent of any other cause .” Id. at 13. Applying this central holding of Port of Seattle to the facts at issue in Rupp , the court in Rupp held that Rupp’s express warrant y was “as broad as that in the Port of Seattle case” because Rupp had agreed “to do more than merely repair or replace any defective material, equipment, or workmansh ip , ” it had also agreed to “guarantee the satisfactory operation of all materials and equipment installed under this contract ,” which the court in Rupp expressly held “includes the plans and specifications.” 54 Wn.2d at 632

. Emphasizing this point, the
court held : “Therefore, [Rupp] must be deemed to have guaranteed that the materials and equipment installed by him would operate satisfactorily under the plans and specifications of the owner .” Id . at 632

- 33 (emphasis added). Here, in contrast to Rupp , Walsh did not agree that the materials and equipment “would operate satisfactorily under the plans and specifications of the owner.” Id

. To the contrary, section 3.2 of the General Terms and Conditions states that the “Contractor will not be required to provide professional services which constitute the practice of architecture and engineering except to the extent provided for in the technical specifications and drawings. ” Nor did Walsh agree to maintain the pipeline i n perfect condition for a specified period of time (as the contractor did in Port of Seattle ). As a result, this case does not involve the sort of “ ‘ wider guaranty ’ ” that would necessarily displace the i mplied warranty ofNo. 83787

- 7

- I / 7

- 7

- design adequacy under Rupp

. 54 W n.2d 632 (quoting Port of Seattle , 124 Wash. at 13). Several principles of contract construction support our conclusion . First, “[o]ur goal is to interpret the agreement in a manner that gives effect to all the
contract ’ s provisions ” and “ harmonize clauses that seem to conflict. ” Nishikawa v. U.S. Eagle High, LLC ., 138 Wn. App. 841, 849, 158 P.3d 1265 (2007). The Correction o f Work o r Damaged Property provision allows the County to reject the Work by giving Walsh notice that the Work “is either def ective or nonconforming ” and require Walsh to “[ p]romptly repair, replace or correct all Work not performed in accordance with the Contract. ” (emphasis added)

. And

s ection 3.2 of the General Terms and Conditions , as noted previously, relieves Walsh of the requirement to verify the adequacy of the plans and specifications as an architect or engineer presumably would. These provisions reinforce our conclusion that the Correction o f Work o r Damaged Property provision does not guarantee t hat the pipeline will operate satisfactorily under the County’s plans and specifications as required to displace the implied warranty of design adequacy under Rupp. Second, “ courts must avoid construing contracts in a way that leads to absurd results .” Grant C ounty Port Dist. No. 9 v. Wash

. Tire Corp ., 187 Wn. App. 222, 236 , 349 P.3d 889 (2015). The Contract includes a “Warranty and Guaranty” provision, which warrants that “all Work conforms to the requirements of the Contract and is free from any defec t in equipment, material, design, or workmanship performed by Contractor ” and limits the warranty period to “ theNo. 83787

- 7

- I / 8

- 8

- longer period of

. . . one year from the date of Substantial Completion of the entire Project or the duration of any special extended warranty offered by a supplier or common to the trade .” The County initially gave notice under this provision. But i f the County’s interpretation of the Correction of Work o r Damaged Property provision were accepted, this express warranty and its one year limitation period would be meaningless because Walsh would be deemed to have guaranteed that the pipeline will operate satisfactorily and that it will provide any repairs or corrective action plan at no cost to the County regardless of what

or who cause d the pipeline to fail and regardless of when that occurs

. For example, if the County’s construction activities above the pipeline caused the pipeline to fail, if the equipment was improperly maintained by the County, or if the County’s design was inadequat e or defective, the County’s interpretation would allow it to demand repairs or a corrective action at no cost to the County without regard to the one

- year limitation period in the “Warranty and Guaranty” provision, in the absence of any non

- conforming wor k, and despite its agreement that Walsh was not required to provide architectural or engineering services on the project. Such an absurd interpretation should be avoided. Lastly, “w here a contract is susceptible of more than one construction, this
court should construe it against the drafter. ” Joinette v. Local 20, Hotel & Motel Rest. Emps

. & Bartenders Union , 106 Wn.2d 355, 364, 722 P.2d 83 (1986) . I f and to the extent the Correction o f Work o r Damaged Property provision is susceptible of more than one construction , it should properly be interpreted to

mean that the Work will conform to the Contract and that the distinct itemsNo. 83787

- 7

- I / 9

- 9

- incorporated into the Work will perform satisfactorily ( in other words, that a fusible polyvinyl chloride pipe installed under t he Contract will perform as a fusible polyvinyl chloride pipe reasonably should ) and not that the pipeline will operate satisfactorily under the plans and specifications as required to displace the implied warranty of design adequacy under Rupp. Contrary to the County’s argument, Lake Hills does not require a different result. In Lake Hills , the Supreme Court stated that to successfully assert a Spearin defense “the contractor must establish that

. . . its obligations went no further than to conf orm with the plans and specifications prescribed by the owner as part of the contract

. . . . ” 198 Wn.2d at 218. Here, with regard to the performance of the conveyance pipeline

— as opposed to the distinct items incorporated into the Work

— Walsh’s obligation s went no further than to conform with the plans and specifications prescribed by the County as part of the C ontract

. The County’s reliance on the foregoing portion of Lake Hills is therefore misplaced. Indeed, elsewhere in its opinion, t he Supreme Court expressly reiterated in Lake Hills that “[i]f the owner provides a defective design, then the contractor should not be responsible for the damage caused by following the design because [they were] not the source of the defects.” 198 Wn.2d at 224. Here, for example, Walsh’s expert opined that the design provided by King County was defective. Consistent with Lake Hills , Walsh should not be responsible for damage caused by following the design because it was not the source of any alleged de fect

. Instead, Walsh is liable if its Work does not meet the ContractNo. 83787

- 7

- I / 10

- 10

- requirements or if the distinct items incorporated into the Work fail to perform satisfactorily. I I I

. T he trial court erred in dismissing with prejudice “[a]ny defense based on allege d defective design.” We reverse and remand for further proceedings consistent with this opinion.

WE CONCUR: