[Cite as J&H Reinforcing & Structural Erectors, Inc. v. Ohio School Facilities Comm., 2012-Ohio-5308.]

Court of Claims of Ohio

The Ohio Judicial Center 

65 South Front Street, Third Floor 

Columbus, OH 43215 

614.387.9800 or 1.800.824.8263 

www.cco.state.oh.us

J & H REINFORCING & STRUCTURAL ERECTORS, INC. 

 Plaintiff/Counter Defendant 

 v. 

OHIO SCHOOL FACILITIES COMMISSION 

 Defendant/Counter Plaintiff 

Case No. 2010-07644 

Judge Joseph T. Clark 

Referee Thomas R. Yocum 

JUDGMENT ENTRY

{¶ 1} Plaintiff/counter defendant, J&H Reinforcing & Structural Erectors, Inc. 

(J&H), brought this action against defendant/counter plaintiff, Ohio School Facilities 

Commission (OSFC), alleging breach of contract. OSFC asserted a counterclaim for 

breach of contract and breach of express and implied warranties. The case was tried to 

a referee pursuant to R.C. 2743.03(C)(3) and 153.12. 

{¶ 2} On February 10, 2012, the referee issued a decision recommending 

judgment for J&H on its complaint in the amount of $959,232.00, and in favor of OSFC 

on its counterclaim in the amount of $180,332.67. The referee further found that the 

complaint and counterclaim arose from the same transaction or occurrence, and that 

the award to OSFC was to be offset against the award to J&H. Accordingly, judgment 

was recommended in favor of J&H in the total amount of $778,899.33, plus prejudgment 

interest and costs. 

{¶ 3} Civ.R. 53(D)(3)(b)(i) states, in part: “A party may file written objections to a 

magistrate’s decision within fourteen days of the filing of the decision, whether or not the 

court has adopted the decision during that fourteen-day period as permitted by Civ.R. 
Case No. 2010-07644 - 2 - ENTRY

53(D)(4)(e)(i).” On February 24, 2012, both OSFC and J&H timely filed objections.1 On 

March 5, 2012, the parties filed responses. 

FACTS RELEVANT TO THE COMPLAINT

{¶ 4} In 2007, OSFC and the Wheelersburg Local Schools Board of Education 

(Wheelersburg) solicited bids for the construction of a school that was to house grades 

K-12. OSFC had previously contracted with Tanner Stone Holsinger Donges & 

Company (Tanner Stone) to act as project architect and Bovis Lend Lease Company 

(Bovis) to act as its construction manager. 

{¶ 5} J&H secured two separate contracts for the project. The first involved the 

pre-construction site work (Joint Exhibit O - Joint Exhibits are referred to herein as “JX”), 

and the second (the “Contract” which is subject of this litigation) involved the 

combination of general trades work, masonry, and interior case work (JX F). Notice to 

J&H to proceed was issued by Bovis on October 2, 2006. (Plaintiff’s Exhibit 91 - 

Plaintiff’s Exhibits are referred to herein as “PX.”) However, shortly after work was to 

begin, J&H encountered soil conditions which were unexpected and which proved to be 

too unstable to support the structure. J&H subsequently performed lime stabilization 

work pursuant to a contract change order. (JX P.) According to J&H, the delay caused 

by the poor soil conditions pushed the start of building construction out to December 26, 

2006. 

{¶ 6} The masonry and general trades work progressed at a steady pace from 

July 2008 through the fall of 2008. However, J&H learned that several Air Handling 

Units (AHUs) supplied by another contractor which were originally scheduled to be 

delivered in May of 2007, were not going to arrive until September 2007. The late 

delivery of the AHUs altered the sequence of the masonry and roofing work. 

 1

For good cause shown, OSFC’s February 24, 2012 motion for leave to exceed the court’s page 

limitation for its brief is GRANTED, instanter, as is J&H’s March 5, 2012 motion to supplement its 

objections. 
Case No. 2010-07644 - 3 - ENTRY

{¶ 7} On February 19, 2008, the parties executed Change Order 29 (CO 29) 

whereby J&H agreed to extend the project completion date from March 17, 2008 to July 

15, 2008 in return for a one time payment in the amount of $113,479.04. (JX G-303.) 

Bovis project manager, Ron Palonis, drafted a new project schedule incorporating the 

agreed July 15, 2008 completion date. On February 14, 2008, after reviewing the new 

schedule, J&H project manager, Mark Rollins, began sending letters to Palonis 

informing Bovis that the schedule did not accurately reflect the progress that was being 

made in the field and asking Bovis either for additional time to complete specific tasks or 

for a corresponding extension of the project completion date. Rollins estimated that he 

sent 12-14 such letters over the next four months. In his last such letter dated April 7, 

2008, Rollins requested an extension of the completion date to September 28, 2008. 

None of the requested extensions of time were granted. 

{¶ 8} Over the course of the next several months, J&H repeatedly complained to 

Bovis that its work was being impacted by the presence of other contractors in its work 

space. 

{¶ 9} The referee found that Bovis had deliberately manipulated its own 

scheduling software so that a schedule could be produced with a July 15, 2008 

completion date, even though Bovis knew that such a schedule was both unrealistic and 

unmanageable. The referee also found that the unrealistic schedule caused the 

stacking of trades experienced by J&H. 

{¶ 10} In June of 2009, with the start of the school year looming and progress on 

the project slowing, Bovis brought in Bruce Wilson as its new project superintendent. 

Under Wilson’s leadership and what Wilson described as a “heroic effort” by J&H, the 

project was substantially completed in time for the school year. 
Case No. 2010-07644 - 4 - ENTRY

THE PARTIES’ OBJECTIONS

{¶ 11} In its first objection, J&H argues that the referee erred in concluding that 

J&H was not entitled to an equitable adjustment to the contract to account for the delay 

caused by the poor site conditions. The court disagrees. 

{¶ 12} The referee found that J&H was not entitled to an equitable adjustment for 

the site delay inasmuch as J&H failed to timely request an extension of time, in writing, 

as required by Article 6 of the contract, and failed to provide timely notice of its claim for 

an equitable adjustment pursuant to Article 8.1. 

{¶ 13} Article 6 of the General Conditions provides: 

{¶ 14} “6.4.1 Any request by the Contractor for an extension of time shall be 

made in writing to the Construction Manager no more than ten (10) days after the initial 

occurrence of ay condition which, in the Contractor’s opinion, entitles the Contractor to 

an extension of time. Failure to timely provide such notice to the Construction Manager 

shall constitute a waiver by the Contractor of any claim for extension, damages or 

mitigation of Liquidated Damages, to the fullest extent permitted by law.” (Emphasis 

added.) 

{¶ 15} Article 8.1 provides: 

{¶ 16} “Any request for equitable adjustment of Contract shall be made in writing 

to the Architect, through the Construction Manager, and filed prior to Contract 

Completion, provided the Contractor notified the Architect, through the Construction 

Manager, no more than ten (10) days after the initial occurrence of the facts which are 

the basis of the claim. To the fullest extent permitted by law, failure of the Contractor to 

timely provide such notice and a contemporaneous statement of damages shall 

constitute a waiver by the Contractor of any claim for additional compensation or for 

mitigation of Liquidated Damages.” (Emphasis added.) 

{¶ 17} Although OSFC argues in objection II(B) that a written 10-day notice is 

required pursuant to Article 8.1, the plain language of Article 8.1.1 contains no writing 
Case No. 2010-07644 - 5 - ENTRY

requirement either for the 10-day notice or the contemporaneous statement of 

damages.2 Similarly, the case law does not support J&H’s claim that compliance with 

the 10-day notice was unnecessary. See Stanley Miller Constr. Co. v. Ohio School 

Facilities Comm., 10th Dist. Nos. 10AP-298, 10AP-299, 10AP-432 & 10AP-433, 2010-

Ohio-6397, ¶ 17, citing Dugan & Meyers Constr. Co. v. Ohio Dept. of Admin. Servs., 

113 Ohio St.3d 226, 2007-Ohio-1687. See also Cleveland Constr., Inc. v. Kent State 

Univ., 10th Dist. No. 09AP-822, 2010-Ohio-2906. (The Tenth District reversed its prior 

decision in Conti Corp. v. Ohio Dept. of Admin. Servs., 90 Ohio App.3d 462 (10th 

Dist.1993), which had recognized a “vain act” exception to the contractual claims 

process.) Accordingly, even though OSFC had actual notice of the facts which gave 

rise to the claim and was not otherwise prejudiced by the lack of notice, formal notice is 

still required. See Stanley Miller, supra. 

{¶ 18} Moreover, even if the court were to find that Bovis had been orally notified 

by J&H of the occurrence forming the basis of the AHU delay claim within ten days 

thereof, there is no evidence that J&H provided a “contemporaneous statement of 

damages,” as required by the second sentence of Article 8.1. 

{¶ 19} J&H argues, in the alternative, that Article 6.4 and 8.1 of the contract are 

unenforceable pursuant to R.C. 4113.62(C)(1), which provides in relevant part: “Any 

provision of a construction contract * * * that waives or precludes liability for delay during 

the course of a construction contract when the cause of the delay is a proximate result 

of the owner’s act or failure to act, or that waives any other remedy for a construction 

contract when the cause of the delay is a proximate result of the owner’s act or failure to 

act, is void and unenforceable as against public policy.” (Emphasis added.) 

 2

The facts of this case are distinguishable from those in our prior decision in Tritonservices, Inc. 

v. Univ. of Cincinnati, Ct. of Cl. No. 2009-02324, 2011-Ohio-7010, in that Article 8.1 in that case expressly 

required a written 10-day notice. This distinction was recognized by this court in Stanley Miller Constr. 

Co. v. Ohio School Facilities Comm., Ct. of Cl. No. 2006-04351 (May 8, 2012). (Decision on remand from 

the Tenth District). 
Case No. 2010-07644 - 6 - ENTRY

{¶ 20} Although there is little case law explaining the circumstances under which 

this statute would require the court to invalidate a provision in a construction contract, 

the court believes that some degree of fault on the part of the owner is required. 

Indeed, the use of the term “proximate result” implies legal fault or culpability.3 Here, 

the evidence establishes that the site delay was attributable to unanticipated soil 

conditions. There is no convincing evidence in this case to support the conclusion that 

OSFC either knew or should have known about the poor soil conditions prior to the 

discovery of such conditions at the commencement of the project. Under such 

circumstance, R.C. 4113.62(C)(1) is not applicable, which means that Articles 6 or 8 of 

the parties’ agreement are valid and enforceable as they pertain to the soil conditions 

claim. Accordingly, J&H’s first objection shall be overruled. 

{¶ 21} In J&H’s third objection, J&H contends that the payment made pursuant to 

CO 29 did not include extended home office overhead (HOO) and that the referee erred 

by not awarding any HOO for the relevant time period. While the court agrees that 

there is a distinction between field overhead and HOO, the language employed in CO 

29 does not make such a distinction. Accordingly, the referee did not err in determining 

the scope of the payment under CO 29. 

{¶ 22} In objection II(C), OSFC contends that the payment made to J&H pursuant 

to CO 29 was intended by the parties as a full satisfaction of all future J&H claims on 

this project, including those arising from the AHU delay (first impact period). However, 

upon a review of the referee’s decision and the relevant evidence, the court finds both 

that CO 29 is clear and unambiguous and that the plain language of CO 29 supports the 

referee’s findings and conclusions on this issue. 

{¶ 23} In objection II(A), OSFC argues that the referee erred in determining that 

J&H complied with the contractual 10-day notice requirements with regard to the first 

 3

See Cleveland Constr. Inc. v. Ohio Pub. Emps. Retirement Sys., 10th Dist. No. 07AP-574, 2008-

Ohio-1630, ¶ 10; Restatement of the Law 2d, Torts, Section 281. 
Case No. 2010-07644 - 7 - ENTRY

impact period. The referee concluded that a series of letters sent by J&H to Bovis, 

requesting extensions of time due to the AHU delays satisfied the contractual notice 

requirements. The referee stated: 

{¶ 24} “Concerning the claim for extra costs associated with the untimely delivery 

of the AHUs, the evidence establishes that J&H sent correspondence to Bovis on 

August 28, 2007 and November 5, 2007, which, in the opinion of the court, satisfy the 

requirements of Article 6. The letter from Rollins to Palonis on August 28, 2007, 

contains details regarding the specific areas of the masonry and roofing work that are 

being delayed and requests Bovis ‘publish a Request for Proposal to extend our 

contract an additional 44 days.’ Rollins further states: ‘Obviously the number of days 

we are being impacted increases daily not only from the perspective of actual calendar 

days but also the longer-range effect (sic) on subsequent activities.’ 

{¶ 25} “The November 5, 2007 letter from Rollins references the prior notice and 

asks for a ‘Request for Proposal,’ this time for 73 days. The letter ends as follows: ‘We 

also reserve the opportunity to revisit the impact the delayed arrival and installation of 

the AHUs will have on our contract as construction activities are executed during the 

upcoming weeks as mentioned above.’ 

{¶ 26} “OSFC claims that J&H’s notice was untimely in that it should have been 

sent in June or July when the AHUs were supposed to be delivered. This argument 

seems specious in light of the fact that the delays of which J&H complains did not occur 

on the first day the AHUs were late. Rather, the extra costs accrued over time as J&H 

gained knowledge that the scheduled work activities on a particular date would be 

delayed and that out of sequence work would subsequently need to be performed. In 

fact, the evidence shows that the impact of the AHU delays first occurred in early 

August 2007, but that J&H did not form a belief that such delays would entitle it to a 

specific time extension until later that month, shortly before Rollins authored his August 

28, 2007 letter.” 
Case No. 2010-07644 - 8 - ENTRY

{¶ 27} The court agrees with the referee’s analysis on this issue and for the 

reasons set forth in the magistrate’s decision, OSFC’s objection II(A) shall be overruled. 

{¶ 28} In its second objection, J&H criticizes the referee’s reliance on the 

testimony of OSFC’s expert, Kelly Roeschke, inasmuch as Roeschke opined that J&H’s 

efficiency was not impacted in either the first or second impact period. The court 

disagrees. 

{¶ 29} The trial court as the trier of the facts is the sole judge of the credibility of 

witnesses and, as such, may believe or disbelieve all or part of any witness’s testimony. 

See R. Ruben v. L. Ruben, 10th Dist. No. 82AP-914 (July 26, 1983); Phillips v. Sharp, 

44 Ohio App. 311 (6th Dist.1932). In this case, the referee agreed with plaintiff’s expert, 

Timothy Calvey, who testified that J&H’s efficiency was impacted both by the AHU delay 

and the resulting out of sequence work in the first impact period, and by the unworkable 

schedule in the second impact period. The referee, however, did not believe that the 

evidence supported Calvey’s opinion as to either the duration and extent of the impact. 

Rather, the referee found that, in consideration of the expert testimony of Roeshke, and 

the evidence adduced at trial in support of Roeshke’s opinions, neither the extent nor 

the duration of the impact was as great as Calvey had opined. 

{¶ 30} Upon review of the testimony and other evidence admitted in these 

proceedings, the court finds that the referee’s approach to the determination of both the 

duration and extent of the two impact periods reflects careful deliberation based upon all 

of the relevant evidence. In fact, an independent review of the evidence by the court 

reveals that the referee’s findings are supported by the greater weight of the evidence. 

Accordingly, J&H’s second objection shall be overruled. 

{¶ 31} In objection II(D), OSFC disagrees with the referee’s finding that it was at 

fault for the occurrence that led to the second impact period, that OSFC waived strict 

compliance with Article 8.1, and that R.C. 4113.62(C)(1) barred OSFC from asserting 

waiver by J&H. The referee’s findings of fact regarding the “lack of good faith” on the 
Case No. 2010-07644 - 9 - ENTRY

part of Bovis in its dealings with J&H are supported by the greater weight of the 

evidence in this case. The evidence and referee’s findings support the conclusion that 

OSFC waived strict compliance with Article 8.1 as well as the conclusion that R.C. 

4113.62(C)(1) bars enforcement such provisions. Accordingly, OSFC’s objection shall 

be overruled. 

{¶ 32} In its fourth objection, J&H challenges the referee’s conclusion that the 

evidence does not support recovery of the Harris Flooring pass-through claim. 

However, the court’s review of the testimonial and documentary evidence in support of 

the claim, leads the court to the same conclusion. Although the court agrees that Harris 

Flooring may have been required to accelerate its work due to the stacking of trades in 

the second impact period, the claim is simply not sufficiently documented to permit 

recovery. Accordingly, the objection is without merit. 

{¶ 33} In objection II(E), OSFC claims that J&H failed to provide timely notice of 

the change in the labor rate and that the referee erred by awarding damages at the 

greater rate. However, as noted above, the referee correctly determined that J&H had 

complied with Article 8 in connection with the AHU delay and that compliance was either 

waived by OSFC or was not required in the second impact period. See R.C. 

4113.62(C). Additionally, the referee specifically found that CO 29 did not contemplate 

wage rate increases. The court agrees with the referee’s decision. Accordingly, 

objection II(E) shall be overruled. 

{¶ 34} In objection II(F), OSFC contends that the referee’s award of damages for 

idle equipment was purely speculative. However, based upon the court’s review of the 

testimony and other evidence presented by J&H, there was sufficient evidence 

presented at trial to permit the inference that J&H equipment was on site during the 

AHU delay and that some of that equipment sat idle while masonry work was performed 

out of sequence. The court further finds that the referee’s calculation of the amount of 

the loss was reasonable. Accordingly, the objection shall be overruled. 
Case No. 2010-07644 - 10 - ENTRY

{¶ 35} In objection II(G), OSFC contends that the claim for compensation 

attributable to extended general conditions must fail inasmuch as J&H’s bid estimate 

suggests that J&H planned to be on site for 21 months. However, the court’s review of 

the evidence shows that J&H was on site longer than it expected to be due to delays 

and inefficiencies beyond its control, regardless of the statement made in the preconstruction bid estimate. Accordingly, this objection shall be overruled. 

{¶ 36} In objection II(H), OSFC argues that the testimony regarding damages is 

unreliable inasmuch as the opinions of J&H’s expert cannot be reconciled with J&H’s 

job cost reports. The court disagrees. The referee heard testimony from J&H witnesses 

to the effect that the job cost reports were not intended to capture every cost associated 

with the project and that relying exclusively upon the job cost reports to determine total 

costs would yield an inaccurate result. 

{¶ 37} OSFC also argues in its objection that the referee did not hear sufficient 

testimony to allow an accurate apportionment of damages among the waived claims 

and the claims that were preserved. Again, the court disagrees. J&H presented its 

claims and evidence in such a way that it is relatively easy for the referee, and for the 

court in reviewing the evidence, to separate the claims both chronologically and by 

subject matter. The referee’s decision reveals that the referee carefully found facts and 

reached conclusions on a claim by claim basis. 

{¶ 38} OSFC’s objection II(H) shall be overruled. 

FACTS RELEVANT TO THE COUNTERCLAIM

{¶ 39} Before the building was occupied in August 2008, school district 

employees noticed water leaking into the building whenever it rained. A company by 

the name of Western Water Proofing was called upon to perform destructive testing 

which consisted of removing the exterior brick veneer in many different areas and 

inspecting the flashing system. According to the evidence, flashing acts as a waterproof 
Case No. 2010-07644 - 11 - ENTRY

skin that adheres to the masonry walls behind the brick veneer and under the insulation. 

J&H had installed the flashing as part of its contract. 

{¶ 40} The results of the destructive tests revealed poor workmanship and 

oversights by J&H in all areas tested. Edefice Restoration was subsequently awarded 

the contract for the re-mediation project at a price tag of more that $290,000 including 

the cost of new ceiling tiles. 

J&H OBJECTIONS

{¶ 41} In its fifth and sixth objections, J&H challenges the referee’s findings of fact 

and conclusion of law regarding OSFC’s through wall flashing claim. Specifically, J&H 

contends that OSFC cannot prevail upon its claim unless it proves the source of the 

leaks, that OSFC wrongfully denied J&H the opportunity to remedy defects, and that 

OSFC failed to mitigate damages. However, these arguments were previously 

considered and rejected by the referee. Upon review of the referee’s decision and the 

evidence produced at trial, the court determines that the referee’s factual findings are 

supported by the greater weight of the evidence and that the referee’s conclusions are 

consistent with the law. Accordingly, the fifth and sixth objections shall be overruled. 

COSTS 

{¶ 42} On March 14, 2012, J&H filed a motion for costs. OSFC argues that the 

motion is premature. 

{¶ 43} Civ.R. 54(D) states that “costs shall be allowed to the prevailing party 

unless the court otherwise directs.” Further, Civ.R. 58(C) states that “[e]ntry of the 

judgment shall not be delayed for the taxing of costs.” 

{¶ 44} Inasmuch as OSFC prevailed on the counterclaim and because an appeal 

of the court’s decision is a virtual certainty, the motion for costs shall be HELD in 

abeyance until such time as costs can be fairly assessed. 
Case No. 2010-07644 - 12 - ENTRY

CONCLUSION

{¶ 45} Upon review of the record, the referee’s decision and the objections, the 

court finds that the referee has properly determined the factual issues and appropriately 

applied the law. Therefore, the objections are OVERRULED and the court adopts the 

referee’s decision and recommendation as its own, including findings of fact and 

conclusions of law contained therein. 

{¶ 46} Judgment is rendered for plaintiff/counter defendant in the amount of 

$778,924.33, which includes the filing fee paid by plaintiff/counter defendant plus 

prejudgment interest to be determined at a subsequent proceeding. 

 _____________________________________ 

 JOSEPH T. CLARK 

 Judge 

cc: 

 

David A. Beals 

James E. Rook 

Jon C. Walden 

Mark R. Wilson 

Assistant Attorneys General 

150 East Gay Street, 18th Floor 

Columbus, Ohio 43215-3130 

Donald W. Gregory 

Michael J. Madigan 

Capitol Square Office Building 

65 East State Street, Suite 1800 

Columbus, Ohio 43215-4294 

006 

Filed June 6, 2012 

To S.C. Reporter November 15, 2012