----

|   | (a) | Performance of the      Work.  Contractor hereby covenants and agrees that it      shall, and shall cause its subcontractors and sub-subcontractors      (collectively, “Subcontractors”) to provide all of the items and services      necessary (collectively, the “Work”) for the proper and timely      development, design, engineering, construction, procurement, installation,      erection, financing and completion of the Project, all in accordance with      the terms of this Contract.  Such Work shall also be done in      accordance with and as required by (a) the obligations of Owner under its      Amended and Restated Renewable Energy  Purchase Agreement dated      May 12, 2009 (the “REPA”) and the Amended and Restated Small Generator      Interconnection Agreement dated as of September 23, 2009 (the “SGIA”)      including, but not limited to, achieving the Commercial Operation Date (as      such term is defined in the REPA) by March 25, 2010, and achieving a      nameplate capacity of 20 MW; and (b) the Turbine Specifications, [name      intentionally omitted] manuals, all applicable laws, codes, ordinances,      rules and regulations of Governmental Authorities (as defined below)      having jurisdiction over the Project and the Work (“Applicable      Law”).  The Contractor further covenants and agrees that it      shall provide and pay for all items or services necessary for the proper      execution and completion of the Work and the Project (subject to the      Contract Price provisions contained herein), whether temporary or      permanent and whether or not incorporated or to be incorporated into the      Project, including, but not limited to, all development, design,      engineering, construction, procurement, installation, erection, financing      services, all administration, management, safety training for all persons      who enter the Project Site and coordination services      with  respect to the Subcontractors and [name intentionally      omitted], all labor, materials, fixtures, equipment, supplies, insurance,      licenses, bonds (including road bonds), Permits, tests, inspections,      tools, machinery, water, heat, utilities and transportation, and all other      items, facilities and services necessary to complete the Project,      including, but not limited to, those items set forth in the Scope of Work      attached as Exhibit A hereto; provided, however, that the Work      specifically excludes the acquisition of Wind Turbine Generator (“WTG” or      “Turbine”) equipment which is subject to the Turbine Supply Agreement (the      “Turbine Supply Agreement”) between Owner and [name intentionally      omitted], but shall include the unloading, installation, erection, and      mechanical completion of such WTGs.  Without limiting the      foregoing, Contractor shall be responsible for the    following: |
|--------|-----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (i) | Collecting      wind data at the Project Site. |
|--------|-----|------------------------------------------------|

|   | (ii) | Negotiating      options/leases with site owners to allow development of the Project,      including related transmission and interconnection    facilities. |
|--------|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (iii) | Assisting      Owner in structuring direct ownership of the Project through a corporate      or other entity of which Owner is in control of ownership and operation      pursuant to which the Project will maintain its C-BED status pursuant to      Minnesota law. |
|--------|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (iv) | Applying      for, obtaining and maintaining throughout the course of the Project all      permits, certificates, licenses and approvals required by any Governmental      Authority for the performance of Work under this Contract and for the      operation of the Project as contemplated by the REPA and SGIA (the      “Permits”), including typical, local construction permits required for      Contractor’s performance of theWork. |
|--------|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (v) | Performing      or causing its Subcontractors to perform the balance of plant construction      services identified in the scope of work attached hereto as Exhibit A (the      “BOP Work”) . |
|--------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (vi) | Initiating,      maintaining and supervising all safety precautions and programs in      connection with the performance of the Work, including, without      limitation, appropriate precautions and programs for areas in and around      the Project Site.  Contractor shall comply with all legal      requirements relating to safety and shall take all reasonable actions to      avoid injury, loss or damage to persons or property by taking reasonable      steps to protect employees and other persons at the Project Site,      materials and equipment stored at the Project Site or off-site locations      for use in performance of the Work, and the Project and all property      located at the Project Site and adjacent to work areas, whether or not      said property or structures are part of the Project or involved in the      Work.  Contractor shall cooperate and coordinate with all other      contractors at the Project Site on safety precautions and programs for the      Project.  Contractor shall report immediately in writing all      significant accidents and injuries occurring at the Project Site related      to the Work or in the performance of the Work to Owner.  When      Contractor is required to file an accident report with any state, federal,      or local government agency or entity (“Governmental Authority”),      Contractor shall furnish a copy of the report to      Owner.  Contractor shall comply with the requirements of any      Governmental Authority having jurisdiction over the safety related to the      Work, Project Site or Contractor.  Contractor’s responsibility      for safety under this Section is not intended in any way to relieve the      Owner of its own contractual and legal obligations and responsibility for      complying with all legalrequirements. |
|--------|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (vii) | Installing      temporary or permanent telephone and data communication services to the      Project, as mutually agreed upon by the Owner and Contractor prior to the      completion of the Work. |
|--------|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (viii) | Obtaining      all maps, surveys, and other site information necessary for Contractor or      its Subcontractors to perform theWork. |
|--------|--------|--------------------------------------------------------------------------------------------------------------------------------------|

|   | (ix) | Developing,      designing, engineering, constructing, procuring, installing, financing,      completing and designating the layout and setting of, as applicable, the      substations, collection system, each Turbine and other Project facilities,      including but not limited to roadways, entrances, and      crossings.  Contractor shall ensure that Owner has secured all      necessary property rights with respect to  thereto. |
|--------|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (x) | Purchasing      and having delivered to the Project any necessary equipment, which      equipment will be delivered in general accordance with the      Schedule. |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (xi) | Securing      private equity partners to fund up to ninety-nine percent (99%) of the      Project costs. |
|--------|------|----------------------------------------------------------------------------------------------------------|

|   | (xii) | Coordinating      and preparing application materials, negotiating and obtaining sources of      vendor, construction and permanent financing for the Project including,      but not limited to, funds available pursuant to the United States      Department of Agriculture’s loan guarantee programs, the U.S. Department      of Energy, the U.S. Department of Treasury or any other Governmental      Authority. |
|--------|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (xiii) | Negotiating      power purchase or sale agreements and related amendments and ancillary      agreements (as applicable) with utilities or others to purchase the entire      output of the Project at prices and terms which permit accomplishment of      the Project’s financialobligations. |
|--------|--------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (xiv) | Negotiating      turbine supply, subcontract, design and warranty agreements and related      insurance and financing documents including, but not limited to, the      Turbine Supply Agreement and the related Financing Agreement with [name      intentionally omitted] dated as of the date hereof (as the same may be      refinanced, the “Financing Agreement”) and in designing the      Project. |
|--------|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (xv) | Obtaining      transmission capacity needed to deliver the Project output to the      provider, as necessary. |
|--------|------|---------------------------------------------------------------------------------------------------------------|

|   | (xvi) | Negotiating,      executing and recording (as applicable) of financing and security      instruments and ancillary agreements and arrangements including, but not      limited to, consents and coordination agreements as may be      applicable. |
|--------|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (xvii) | Applying      and qualifying for available federal and state tax credits, incentive      payments, grants or other sources of revenue or capital to support the      Project. |
|--------|--------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (xviii) | Establishing      or contracting for necessary operation, maintenance and management      capabilities for the Project. |
|--------|---------|-------------------------------------------------------------------------------------------------------------------------|

|   | (xix) | Unloading      the Turbine Equipment.  Owner shall provide Contractor with at      least five (5) days (on an estimated basis) prior written notice of the      date of delivery of any Turbine Equipment.  If Contractor      receives such notice and any Turbine Equipment is delivered to the Project      Site prior to 5:30 p.m. CST on the date indicated in the notice,      Contractor shall unload (or cause to be unloaded) such Turbine Equipment      during the same calendar day.  If any Turbine Equipment is      delivered to the Project Site after 5:30 p.m. CST, Contractor shall unload      such Turbine Equipment within four (4) hours of the start of the next day      that is a business day.  For purposes of this Section, the start      of the day shall be no later than 7:00 a.m. CST.  All costs and      expenses associated with Contractor’s failure to timely unload the Turbine      Equipment (including, without limitation, all unloading, storage,      demurrage and insurance costs) shall be borne solely by Contractor, and      Contractor shall reimburse Owner for all such costs and expenses within      ten (10) days of receipt of an invoice for the same from      Owner. |
|--------|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (b) | Compliance with      Laws.  Contractor shall comply with all Applicable Laws      in performing its obligations under this Contract.  The      Contractor covenants and agrees that all drawings, specifications and      other documents developed by Owner, or its Subcontractors in connection to      the Work (the “Project Documents”) shall be accurate and free from any      errors or omissions, and shall be in compliance with and accurately      reflect all Applicable Laws.  The Contractor shall, at no      expense to the Owner, promptly modify any such documents which are not in      accordance with such legal requirements or are inaccurate or contain      errors or omissions. |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (c) | Performance and      Payment Bond. |
|--------|-----|------------------------------------|

|   | (i) | If      requested by Owner, Contractor shall deliver to Owner a performance and      payment bond (the “Bond”) in an initial amount equivalent to the Contract      Price (as hereinafter defined).  Within five (5) days of Owner’s      request, Owner shall pay all costs of obtaining such bond, plus pay      Contractor a fee of seven and one half percent (7.5%) for obtaining such      bond, such fee to be calculated by multiplying seven and one half percent      (7.5%) times the cost of the bond. |
|--------|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (ii) | The      Bond shall (i) secure Contractor’s obligations to complete the Work in      accordance with this Contract and (ii) shall secure Contractor’s      obligations to pay itsSubcontractors. |
|--------|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (d) | Contractor’s Project      Manager.  Contractor shall appoint a representative to      act as the manager and coordinator of the Contract on Owner’s behalf      (“Contractor’s      Project Manager”).  The Contractor’s Project Manager      shall act as the liaison for Owner’s communications with Contractor and      its Subcontractors, and [name intentionally omitted].  As of the      date of this Contract, Jeff Bendel will be the Contractor’s Project      Manager (subject to Contractor having the discretion to identify a      replacement Contractor ProjectManager). |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (e) | Substantial      Completion. |
|--------|-----|------------------------------|

|   | (i) | Turbine Mechanical      Completion.  When Contractor believes it has achieved      Turbine Mechanical Completion for any Turbine, Contractor shall notify      Owner with the submittal of a Turbine Mechanical Completion Certificate in      the form of Exhibit B      applicable to the identified Turbine, stating the date of Turbine      Mechanical Completion and identifying the Turbine completed, which shall      include the Turbine Mechanical Completion Checklist, in the form of Exhibit      B.  Thereafter, Owner and [name intentionally omitted]      shall determine whether Turbine Mechanical Completion has in fact been      achieved for such Turbine pursuant to the Turbine Supply Agreement and      Owner shall thereafter either (i) notify Contractor that Turbine      Mechanical Completion for the identified Turbine has been achieved or (ii)      notify Contractor that Turbine Mechanical Completion has not been achieved      and stating the reasons therefor.  In the event Owner provides      written notice that Turbine Mechanical Completion has not been achieved,      Contractor shall take action to correct any defective work adversely      affecting the achievement of Turbine Mechanical Completion of such      Turbine.  Upon completion of such corrective and remedial      actions, if any are necessary, Contractor shall notify Owner that it      believes Turbine Mechanical Completion has been achieved and the foregoing      procedures shall be repeated until Turbine Mechanical Completion has in      fact been achieved for such Turbine.  In the event Turbine      Mechanical Completion has not been achieved and the reason(s) the Turbine      Mechanical Completion has not been achieved is the result of defects in      the Turbine, the negligent acts or omissions of Owner,  or any      Person under its control (other than Contractor and its Subcontractors),      or events of Force Majeure which so prevent Turbine Mechanical Completion      from being achieved for the Turbine(s) covered by the notice, Contractor      shall be entitled to a Change Order with respect to the Schedule and the      Contract Price. |
|--------|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (ii) | If      Contractor fails to achieve Turbine Mechanical Completion of (i) at least      four (4) Turbines by December 31, 2009 (the “Initial Scheduled Mechanical      Completion Date”), as such date may be extended in accordance with the      terms of this Contract, or (ii) the remaining Turbines by February 25,      2010 (the “Scheduled Mechanical Completion Date”), as such date may be      extended in accordance with the terms of this Contract, and the reason for      such delay is solely attributable to Contractor or Subcontractor caused      delays, then after taking into account any adjustments to the Schedule,      Contractor shall pay to Owner an amount equal to One Hundred Dollars      ($100.00) per day for each Turbine that Contractor has failed to achieve      Turbine Mechanical Completion (“Delay Liquidated Damages”).  The      Delay Liquidated Damages are Owner’s sole and exclusive remedy and      Contractor’s sole and exclusive liability with respect to Contractor’s      failure to timely achieve Turbine Mechanical Completion.  This      remedy shall include damages which Owner may incur for lost revenues, lost      profits, additional project management costs, extended or increased      overhead of Owner and all other delay or time related      costs.  Owner and Contractor further agree that (i) the Delay      Liquidated Damages are a good faith estimate of the damages Owner would      suffer; and (ii) Contractor shall in no event be responsible for payment      of any other liquidated damages, of any kind, to  Owner. |
|--------|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (iii) | When      Substantial Completion is achieved, Contractor shall deliver to Owner an      executed “Certificate of Substantial Completion” a form of which is      attached hereto as Exhibit C, which certificate shall be set forth the      date of Substantial Completion and be accompanied by the Punch List.      Within three (3) business days after the receipt of the Certificate of      Substantial Completion, Owner shall either (i) notify Contractor that      Substantial Completion has been achieved, or (ii) notify Contractor that      Substantial Completion has not been achieved and state the reasons      therefore. |
|--------|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (iv) | “Substantial      Completion” of the Work shall be achieved when each of the following has      occurred:  (i) Contractor has achieved Turbine Mechanical      Completion of all of the Turbines, (ii) the underground collection system      is complete in accordance with the terms and standards set forth in this      Contract, (iii) the substation is completed in accordance in accordance      with the terms and standards set forth in this Contract; (vi) the      remainder of the Work has been fully and properly completed (excluding      Punch List Items), (v) the Project is capable of safe, reliable and      continuous commercial operation, (vi) all associated performance tests      required under the Contract have been successfully performed with respect      to the Project, (vii) the project has been permanently energized,      synchronized to the utility’s grid, and capable of safe, reliable and      continuous commercial operation, (viii) the Owner and Contractor have      mutually agreed as to the corresponding Punch List (as defined below),      (ix) all Permits necessary to use the Project for its intended purpose      have been obtained by Contractor, (x) all deliverables required to have      been delivered to the Owner have been so delivered to the Owner; and (xi)      Contractor has submitted a draft Certificate of Project Substantial      Completion to Owner.  For purposes of this Contract, “Punch      List” means that list to be prepared by Contractor and Owner of any minor      items of Work designated as remaining to be performed or corrected by the      date of Final Completion and which will not affect the safe and reliable      operation of the Project. |
|--------|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (f) | Final      Completion. |
|--------|-----|------------------------|

|   | (i) | When      Final Completion has been achieved, Contractor shall submit the Final      Completion Certificate, stating the date of Final      Completion.  Within three (3) business days after the receipt of      the Final Completion Certificate, Owner shall either (i) notify Contractor      that Final Completion has been achieved, or (ii) notify Contractor that      Final Completion has not been achieved stating the reasons      therefore. |
|--------|-----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (ii) | “Final      Completion” of the Work shall be achieved when each of the following has      occurred: (i) Substantial Completion has occurred; (ii) all construction      debris, rubbish and foreign material, and all of Contractor’s and its      Subcontractors’ tools and equipment, have been removed from and around the      Project Site, except as otherwise reasonably agreed to by the Parties      resulting from seasonal weather conditions; (iii) all items on the Punch      List have been completed to Owner’s reasonable satisfaction, except those      which must be delayed as a result of seasonal weather conditions; and (iv)      Contractor has delivered an executed Certificate of Final Completion to      Owner, a form of which is set forth in Exhibit  D. |
|--------|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (g) | Legal      Requirements.  The Contractor shall comply, and shall      cause its Subcontractors, architects, and engineers to comply, with all      Applicable Laws and shall give all applicable notices pertaining      thereto. |
|--------|-----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (h) | Cooperation and      Coordination. |
|--------|-----|------------------------------------|

|   | (i) | Contractor      shall be responsible for coordinating, managing, and communications      related to: (i) the performance of the services and provision of equipment      under the Turbine Supply Agreement and all other the Project contracts,      including obtaining information and consents as needed from the Owner      thereunder; and (ii) the application process for all Permits, including      obtaining information and consents as needed from the Owner as part of      such process. |
|--------|-----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (ii) | On      or before the expiration date or each calendar month throughout the      duration of this Contract, Contractor shall prepare and submit to the      Owner a status report, which report shall include, but shall not be      limited to: (i) a detailed description of the progress of the Project;      (ii) a statement of any significant issues with the development or      construction of the Project (including, but not limited to issues that      could impact the cost or schedule of the development of the Project); and      (iii) a summary of the Permits obtained and  outstanding. |
|--------|------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (i) | Cooperation.  Contractor      shall be responsible for coordinating and managing Owner’s obligations      under the various agreements with suppliers, government and      quasi-government agencies, power companies, insurance companies and      Subcontractors.  Contractor shall provide Owner with all      information concerning these agreements and Owner’s obligations      thereunder. |
|--------|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (j) | Performance of      Duties. Contractor agrees that it shall perform at all times      faithfully, industriously, and to the best of its ability, experience, and      talents all of the duties that may reasonably be assigned to it hereunder      and, shall devote such time to the performance of such duties as may be      necessary therefore. |
|--------|-----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (k) | Equipment.  Contractor      shall be responsible for the purchase and delivery of all equipment      necessary for the completion of the Project, including, without      limitation, electrical and communications equipment and related      controls.  For this purpose, the equipment shall not include the      WTGs and related towers, blades, and turbine components which shall be the      responsibility of [name intentionallyomitted]. |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (l) | No      Liens.  Contractor shall not assume, create or suffer to      exist or be created any mechanics, materialmen’s or other lien on (i) the      Work, the Project Site, the Project, or any portion thereof, by, through      or under Contractor or any Subcontractor (or any of their respective      employees).   If there arises a lien by, through or under      Contractor, any Subcontractor or any of their respective employees that      violates Contractor’s obligations under this Section, then Contractor      shall:  (i) promptly, following receipt of written notice of      such lien or of Contractor’s becoming aware of the existence of such lien,      provide written notice thereof to the Owner; and (ii) as soon as      reasonably practicable, but in no event later than thirty (30) days after      the date that Contractor receives written notice that such lien was filed,      recorded or asserted or otherwise becomes aware of such lien, pay or      discharge, and discharge of record, any such lien.  Upon the      failure of Contractor to perform its obligations under this Section, the      Owner may, but shall not be obligated to, either (i) obtain a bond, letter      of credit or other security for such lien and, upon posting of such      security therefor, shall be entitled to recover promptly from Contractor      the reasonable costs and expenses incurred by the Owner in connection      therewith, or (ii) offset the amount of any such lien (and all associated      costs) from any amounts otherwise due to Contractor hereunder and      thereafter pay, release, satisfy and discharge such  lien. |
|--------|-----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (m) | Taxes.  The      Contractor shall pay all sales, consumer, use, excise, transit, district,      real estate, personal property and other taxes, duties and tariffs      (whether direct or indirect) relating to, or incurred in connection with,      the performance of the Work and/or the occupancy, possession, ownership      and/or use of the Project.  Notwithstanding the foregoing, the      Parties acknowledge and agree that the Contract Price does not include any      amounts for the payment of sales tax with respect to any materials or      equipment to be incorporated into the Project that fall within the wind      energy conversion systems (“WECS”) category for which an exemption is      available under Minnesota law. |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (n) | Responsibility.  The      Contractor shall be responsible to the Owner for acts and omissions of the      Contractor, and the Contractor’s Subcontractor, architects, engineers, and      their respective subcontractors, agents and employees, and any other      persons performing portions of the Work under a contract or other      arrangement with the Contractor, or claiming by, through or under the      Contractor, and for any damages, losses, costs and expenses resulting from      such acts or omissions. |
|--------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (o) | Cleaning      Up.  The Contractor shall at all times keep the Project      Site and surrounding streets, properties, sidewalks and other areas free      from waste materials, rubbish, debris and other garbage, and shall employ      adequate dust control measures.  Prior to Substantial Completion      of the Work, the Contractor shall (except as otherwise reasonably agreed      to by the Parties resulting from seasonal weather conditions) remove from      the Project Site all tools, equipment, machinery, surplus and waste      materials, and rubbish.  If the Contractor fails to clean up as      provided herein, the Owner may do so and the cost thereof shall be charged      to the Contractor. |
|--------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (a) | Owner’s      Obligations.  To enable Contractor and its Subcontractors      to complete the Work in accordance with the construction schedule agreed      to by the Parties (which is attached hereto as Exhibit E) (the      “Schedule”), Owner, at its sole cost and expense, shall perform the      following: |
|--------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (i) | Administer      payment requests and cause the Contract Price (as hereinafter defined) to      be paid; |
|--------|-----|---------------------------------------------------------------------------------------------------------|

|   | (ii) | Acquire      the Turbines and cause [name intentionally omitted] to deliver the      Turbines to the Project Site at the specified Turbine pad, in accordance      with the schedule set forth in the Turbine Supply    Agreement; |
|--------|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (iii) | Provide      Contractor and its Subcontractors access to the Project Site and      sufficient land within the Project Site to enable Contractor to perform      the Work; and |
|--------|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (iv) | Communicate      and coordinate with respect to any and all issues or concerns raised by      the owners of the real estate comprising the Project Site (collectively      the “Landowners”) with respect to theWork. |
|--------|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (b) | Schedule      Requirements.  Owner and Contractor acknowledge that the      milestone dates agreed to by the Parties in the Schedule are of material      importance to the success of completing the Work, and the timely      completion of the Work is based on the timely delivery of the WTGs in      accordance with the delivery schedule in the Turbine Supply Agreement, and      that Contractor may be entitled, in accordance with the change order      provisions of this Contract, to an adjustment to the Contract Price (as      hereinafter defined) or the Schedule to the extent the WTGs are not      delivered by the dates set forth in the Turbine Supply      Agreement. |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (c) | Inspection of the Work      by Owner. |
|--------|-----|---------------------------------------|

|   | (i) | During      the term of this Contract, Contractor shall permit Owner and its engineers      and representatives (including [name intentionally omitted) (a) to inspect      the Work and the progress of the Work in order to verify material      compliance with the requirements for theWork. |
|--------|-----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (ii) | The      Owner shall have the right and the authority to reject Work which is      defective or deficient, or which otherwise does not conform to this      Contract.  If the Contractor fails to correct defective or      nonconforming Work as and when required under this Contract, or fails to      carry out the Work in accordance with this Contract, the Owner may, by a      written directive, order the Contractor to stop the Work, or any portion      thereof, until the cause for such order has been      eliminated.  The Contractor shall not have any claim for a      reimbursement of costs or expenses from the Owner, or any extension in the      Schedule, due to a stoppage in the Work as provided in this      Section. |
|--------|------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (a) | A      fixed fee for development services that are not directly related to BOP      Work and provision of turbines in the amount of $1,847,000 (the “Deferred      Fee”). |
|--------|-----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (b) | A      fixed fee for the performance of the scope of work set forth in Exhibit A      in the amount of $8,544,735 (the “BOPFee”). |
|--------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------|

|   | (a) | The      Deferred Fee shall not become due and payable and shall in no way be      deemed earned by Contractor unless and until (i) the Project has achieved      Substantial Completion, (ii) all amounts owed by Owner under the Financing      Agreement have been paid in full and there are no amounts remaining due      and outstanding under the Financing Agreement, and (iii) any other payment      subordination restrictions on the payment of the Deferred Fee have been      satisfied; provided that, at such time as conditions (i), (ii) and (iii)      are satisfied, Contractor may, if the BOP Fee has been paid in cash in      full or converted into equity of each Generator LLC as contemplated      hereunder, convert the Deferred Fee into equity in a form and subject to      terms and conditions to be mutually agreed by the Parties at the time of      such conversion. |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (b) | (i)  Payment      of the BOP Fee shall be paid partially by a junior secured convertible      promissory note from Owner to Contractor (the “Note”) in the form as      attached in Exhibit F, the amount to become due and owing shall be      advanced to a maximum amount of $8,200,000 (the “Maximum Amount”) (and      thus the advanced amount shall become the balance due under the Note)      solely through Applications for Payment (as defined below) in accordance      with the following: |
|--------|-----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (1) | An      initial Application for Payment in the amount of Seven Hundred Fifty      Thousand Dollars ($750,000), as a mobilization fee, upon execution of this      Contract. |
|--------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (2) | On      or before the tenth (10th) day of each subsequent month, Contractor shall      request payment (the “Application for Payment”) for all Work performed and      not paid for during the previous calendar month (the “Pay      Period”).  Each Application for Payment shall be accompanied by      the following, all in form and substance satisfactory to Owner: (A) a duly      executed and acknowledged sworn statement showing all Subcontractors with      whom Contractor or any Subcontractor of Contractor has entered into      subcontracts, the amount of any such subcontracts and the amount to be      paid for such Pay Period as part of the BOP Fee from any such      Subcontractors; (B) Duly executed waivers of mechanics’, materialmen’s and      construction liens in the form of Exhibit G (“Partial Lien Waivers”)      related to the amount requested in the Application for Payment,      conditioned solely, and immediately effective, upon the Owner’s payment of      such amount due; and (C) Partial Lien Waivers from each of the      Subcontractors and suppliers for the BOP Work establishing satisfaction of      payment for the Application for Payment that immediately preceded the Pay      Period. |
|--------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (3) | The      Application for Payment shall constitute Contractor’s representation that      the Work has been performed consistent with this Contract and the Project      Documents (collectively, the “Contract Documents”) and has progressed to      the point indicated in the Application for  Payment. |
|--------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (4) | Within      ten (10) days after Owner’s receipt of each Application for Payment, Owner      shall make a payment to Contractor of all amounts properly due, but in      each case less the total of payments previously made to      Contractor. |
|--------|-----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (5) | The      Application for Payment may request payment for: (i) completed Work; and      (ii) prepayments for materials or equipment for the Project when such      prepayment request is accompanied by an invoice from the manufacturer or      supplier of such materials or equipment demonstrating that prepayment is      required for such materials orequipment. |
|--------|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (6) | Notwithstanding      the foregoing, an Application for Payment may not be made for amounts      associated with the following: engineering work and drawings completed by      Contractor prior to the date hereof, payment made by contractor for a      transmission interconnection switch acquired prior to the date hereof;      work related to the SWPPP permit that was not a portion of the original      scope of the work; and a Contractor construction hold-back in the amount      of $639,500.  Such amounts shall become due and owing, and shall      be eligible for conversion in accordance with, the provisions set forth      Section 4(a). |
|--------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (7) | On      or before the then applicable payment date set forth in Subsection      4(b)(i)(2), Owner shall pay Contractor all amounts properly due for which      an Application for Payment has been provided.  If Owner      reasonably believes that Contractor is not entitled to all or part of an      Application for Payment, Owner will notify Contractor in writing at least      five (5) days prior to the date payment is due.  The notice      shall indicate the specific amounts Owner intends to withhold, the reasons      and contractual basis for the withholding, and the specific measures      Contractor must take to rectify Owner’s concerns.  Contractor      and Owner will attempt to resolve the concerns prior to the date payment      is due.  If the Parties cannot resolve such concerns, Contractor      may pursue its rights under the Contract      Documents.  Notwithstanding anything to the contrary in the      Contract Documents, Owner shall pay Contractor all undisputed amounts in      an Application for Payment within the times required      hereunder. |
|--------|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (8) | Contractor      shall deliver to Owner a request for final payment (the “Final Application      for Payment”) when Final Completion has been achieved in accordance with      the Contract Documents, including Application for Payment for all amounts      due Subcontractors. Owner shall make final payment within ten (10) days      following receipt of the Final Application for Payment (“Final      Payment”).  Such Final Payment may only be made pursuant to the      Note. |
|--------|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (9) | The      Final Application for Payment shall be accompanied by the following, all      in form and substance satisfactory to Owner: (A) a duly executed and      acknowledged sworn statement showing all Subcontractors with whom      Contractor or any Subcontractor of Contractor has entered into      subcontracts, the amount of any such subcontracts and the amount to be      paid as part of the BOP Fee from any such Subcontractors; (B) Duly      executed waivers of mechanics’, materialmen’s and construction liens in      the form of Exhibit G (“Final Lien Waivers”) related to the amount      requested in the Final Application for Payment,; and (C) Final Lien      Waivers from each of the Subcontractors and suppliers for the BOP Work      establishing satisfaction of payment for the Final Application for      Payment. |
|--------|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | A. | Owner      hereby irrevocably consents to the transfer and assignment of Contractor’s      rights under this Contract, the Note and the Security      Agreement.  Such transfer and assignment shall not, however,      relieve Contractor of any of its obligations hereunder.  Any      transferee or assignee under the Note shall have the same rights with      respect to this Contract, the Note and the Security Agreement as      Contractor has and as are set forth in the Note and Security      Agreement; |
|--------|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | B. | Each      Generator LLC hereby covenants with Contractor that it shall, upon written      request from Contractor and subject to the restrictions set forth above      and in the Financing Agreement, as conditioned by the Intercreditor      Agreement, issue such equity in a manner equivalent and on a par with      other equity investors providing cash investment into the Project and      shall credit Contractor with the total amount due under the Note in such      conversion, including any interest due or payable under the      Note.  Such equity shall be delivered in the name designated by      Contractor or its transferee or assignee of this Contract, the Note and      the Security Agreement.  Owner shall not take any action (or      fail to take any action) that would prevent the issuance of such equity as      contemplated under the Note and Security  Agreement. |
|--------|----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (a) | Change Order      Process.  Owner or Contractor may request changes in the      Work within the general scope of this Contract consisting of additions,      deletions, or other revisions.  Should either Party so desire to      change the Work or observe a change to the Work such Party shall submit a      change request to the other Party in writing.  If Contractor      requests a change, it shall propose the change to Owner who may either      accept or reject the request for a change in its discretion, and such      decision shall be final with respect to such request.  If Owner      requests a change, within five (5) business days of      receipt of such request or such reasonable time as required to complete an      estimate, Contractor shall submit a proposal to the Owner stating the      adjustment to the Contract Price which would result from such change, and      the effect, on the Schedule by reason of such proposed      change.  The Owner shall promptly accept or reject in writing      Contractor’s proposals in relation to the change.  If the Owner      agrees with the proposal for the change, the Parties shall execute a      Change Order reflecting the change in the Work and proposed adjustments to      the Contract Price (stating which adjustments are Deferred Fee amounts and      which are BOP Fee amounts, respectively) and the Schedule.  In      the event that the Owner rejects Contractor’s proposal for the change, the      Owner may notify Contractor that the Owner has decided to withdraw or      modify its requested change.  Should the Owner fail to respond      to Contractor in writing within five (5) business days of Owner’s receipt      of the proposal, the Owner shall be deemed to have withdrawn its requested      change, if such was the circumstances that initiated the      discussion. |
|--------|-----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (b) | [Name intentionally      omitted] Consent.  Notwithstanding the foregoing, in the      event that: (i) any single Change Order could have the result of (X)      changing any of the Schedule milestones within this Contract by ten (10)      or more business days or (Y) increase the Contract Price by $80,000 or      more; or (ii) that the cumulative effect of all Change Orders under the      Contract could have the result of (X) changing any of the Schedule      milestones within this Contract by fifteen (15) or more business days or      (Y) increase the Contract Price by $150,000 or more, then, except if the      Change Order is a result of a delay in Turbine delivery, such Change Order      shall not be effective under this Contract absent the prior written      consent of [name intentionally omitted].  Such consent shall be      granted in [name intentionally omitted] reasonable discretion, based on      its evaluation of the change and the impacts on the Schedule and economics      of the Project; provided, if [name intentionally omitted] has not provided      its consent or written evidence of its rejection of such change within two      (2) business days after [name intentionally omitted] receipt of written      notice of the same, [name intentionally omitted] shall be deemed to have      consented to such change. |
|--------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (c) | Disputes Regarding      Change Orders.  If Owner requests a Change Order, but the      Parties are unable to mutually agree upon a Change Order, Contractor shall      (if Owner so directs) perform the Work on a cost-reimbursable basis to      comply with Owner’s requested requirements (and identify whether the costs      are Deferred Fee amounts or BOP Fee amounts) and be entitled to an      equitable adjustment in the Schedule, including reimbursement for all      costs, including labor costs, (all at Contractor’s cost) actually incurred      by Contractor (“ReimbursableCosts”). |
|--------|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (d) | Procedures upon a      Force Majeure Event.  If Owner or Contractor is rendered      wholly or partially unable to perform its obligations under the Contract      Documents (defined below) as a result of an act of God, Weather Delays (as      defined below) or other unforeseen condition beyond the reasonable control      of such Party which could not have been avoided, prevented or resolved by      such Party’s commercially reasonable efforts and which was not caused by      such Party’s negligence or a breach or failure to perform its obligations      hereunder (a “Force Majeure Event”), such Party shall comply with the      following conditions precedent to the right to seek an equitable      adjustment: |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (i) | The      affected Party shall give the other Party written notice describing the      particulars of the occurrence, such notice to be given promptly after the      occurrence of the Force Majeure Event and no more than three (3) calendar      days after the affected Party becomes aware of such occurrence, which      notice shall include an estimate of the Force Majeure Event’s expected      duration and probable impact on the performance of the affected Party’s      obligations hereunder, and the affected Party shall continue to furnish      timely, regular reports during the continuation of the Force Majeure      Event; |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (ii) | The      suspension of performance shall be of no greater scope and of no longer      duration than is reasonably required by the Force Majeure Event and all      Parties shall work to minimize the impact of the Force Majeure      Event; |
|--------|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (iii) | No      liability of any Party which arose before the occurrence of the Force      Majeure Event causing the suspension of performance shall be excused as a      result of the occurrence; |
|--------|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (iv) | The      affected Party shall exercise all reasonable efforts to mitigate or limit      damages to the other Party as a result of the Force Majeure Event by      promptly taking appropriate and sufficient corrective action, including      the expenditure of all reasonable sums ofmoney; |
|--------|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (v) | The      affected Party shall use reasonable efforts to continue to perform its      obligations hereunder and to correct or cure the Force Majeure Event      excusing performance; |
|--------|-----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (vi) | When      the affected Party is able to resume performance of the Work, the affected      Party shall give the other Party written notice to that effect, and a      Change Order shall be executed by Owner and Contractor to account for the      adverse effects, if any, on Contractor’s performance of its obligations by      the Force Majeure Event; and |
|--------|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (vii) | Calculation      of the change to the Contract Price as a result of a Force Majeure Event      shall be computed as Contractor’s total additional out-of-pocket costs,      including labor costs, without additional  mark-up. |
|--------|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (e) | Weather      Delay.  Notwithstanding anything to the contrary in      Section 5(d), the Parties acknowledge and agree that, in the event of a      Force Majeure Event which is in the nature of a Weather Delay, Contractor      shall be entitled to a Change Order solely with respect to the Schedule      and shall not be entitled to any adjustment in the Contract      Price. |
|--------|-----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (a) | The      occurrence of any one of more of the following matters constitutes a      default by the Contractor under this Contract (a “Contractor Event of      Default”): |
|--------|-----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (i) | Contractor      becomes insolvent or generally fails to pay, or admits in writing its      inability or unwillingness to pay, its debts as they become      due; |
|--------|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (ii) | Contractor      makes a general assignment for the benefit of its    creditors; |
|--------|------|---------------------------------------------------------------------------------|

|   | (iii) | Contractor      shall commence or consent to any case, proceeding or other action (x)      seeking reorganization, arrangement, adjustment, liquidation, dissolution      or composition of Contractor or of Contractor’s debts, under any law      relating to bankruptcy, insolvency, reorganization or relief of debts, or      (y) seeking appointment of a receiver, trustee or similar official for      Contractor, or for all or any part of Contractor’s    property; |
|--------|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (iv) | any      case, proceeding or other action against Contractor shall be commenced (x)      seeking to have an order for relief entered against Contractor as debtor,      (y) seeking reorganization, arrangement, adjustment, liquidation,      dissolution or composition of Contractor or of Contractor’s debts, under      any law relating to bankruptcy, insolvency, reorganization or relief of      debtors, or (z) seeking appointment of a receiver, trustee or similar      official for Contractor or for all or any part of Contractor’s      property; |
|--------|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (v) | the      breach of any representation or warranty made by Contractor      herein; |
|--------|-----|-----------------------------------------------------------------------------------|

|   | (vi) | Contractor      attempts to assign, convey or transfer this Contract or any interest      herein in any manner inconsistent with the terms of this      Contract; |
|--------|------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (vii) | Contractor      fails to pay any monies or other funds when due and payable under this      Contract; or |
|--------|-------|----------------------------------------------------------------------------------------------------------|

|   | (viii) | Contractor      fails to observe or perform any other covenant, agreement, obligation,      duty or provision of this Contract, and such failure continues for five      (5) days after Contractor’s receipt of written notice thereof from      Owner. |
|--------|--------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (b) | Upon      the occurrence of a Contractor Event of Default, Owner shall provide      written notice to Contractor that a Contractor Event of Default has      occurred and Contractor must correct such deficiency within five (5) days      of Contractor’s receipt of such notice.  If Contractor fails to      cure within such five (5) day period, then Owner may, without prejudice to      any other right or remedy the Owner may have under this Contract or at law      and/or equity, declare the Contract terminated for default by providing      written notice to Contractor of such  declaration. |
|--------|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (c) | Upon      declaring the Contract terminated for default, pursuant to Section 6(b),      Owner may, without prejudice to any other right or remedy, enter upon the      premises and take possession, for the purpose of completing the Work, of      the Project Site and all materials and equipment which have been purchased      by Owner for the performance of the Work, all of which Contractor hereby      transfers, assigns and sets over to Owner for such purpose, and to employ      a qualified third party to complete the Work.  Materials and      equipment noted here do not include any equipment rented or owned by      Contractor.  If the cost of finishing the Work exceeds the      unpaid balance of the Contract Price, the Contractor shall immediately pay      the difference to the Owner.  The cost of Owner completing the      Work shall include, without limitation, the cost of any additional design,      engineering, managerial and administrative services required thereby,      reasonable attorneys’ fees and expenses, and any other costs, expenses or      damages the Owner may incur in order to complete the  Work. |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (d) | Owner’s Right to      Termination for Convenience.  Upon ten (10) days’ prior      written notice to Contractor, Owner may, for its convenience and without      cause, elect to terminate this Contract.  In such event, Owner      shall pay Contractor for the following: (i) to the extent not already      paid, all Work executed, and for proven loss, cost or expense in      connection with the Work; (ii) the reasonable costs and expenses      attributable to such termination, including demobilization costs; and      (iii) out-of-pocket costs and amounts due in settlement of terminated      contracts with Subcontractors and suppliers.  All such amounts      shall not be subject to payment by installments or pursuant to the Note,      but rather must be paid on the date of termination by wire      transfer.  A schedule outlining the aggregate termination      payments is attached hereto as ExhibitJ. |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (a) | Owner’s      Insurance. Contractor shall procure and maintain, for and on behalf      of Owner, from insurance companies authorized to do business in the state      in which the Project is located, and maintain through Final Completion,      All-Risk Builder’s Risk property insurance upon the entire      Project.  The policy shall be primary to all other insurance      supplied by Contractor or its Subcontractors.  The Builder’s      Risk policy shall include Owner, Contractor, Contractor’s Subcontractors      and [name intentionally omitted] as additional insureds.  [Name      intentionally omitted] shall be named as a loss payee under the Builder’s      Risk Policy.  Such policy shall insure against the perils of      fire and extended coverage, theft, vandalism, malicious mischief,      collapse, flood, earthquake, debris removal and other perils or causes of      loss and without application of any deductible, retention or retrospective      premium.  The builder’s risk policy shall be written on a      replacement cost basis.  The property insurance shall be      endorsed to cover physical loss or damage to the Work and all goods in      transit including the Turbines, materials and equipment in transit, at the      Project Site or at another location.  Contractor shall provide a      copy of the All-Risk Builder’s Risk policy to Owner upon execution of this      Contract.  Any loss covered under Owner’s property insurance      shall be adjusted by [name intentionally omitted] and made payable to the      insureds in accordance with the terms of the  Financing. |
|--------|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (b) | Contractor’s      Insurance. |
|--------|-----|------------------------------------|

|   | (i) | Contractor      shall procure and maintain in force through the Final Completion Date the      following insurance coverages with the policy limits indicated, and      otherwise in compliance with the provisions of this    Contract: |
|--------|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

| Commercial      General Liability:           |   |   |      |
|----------------------------------------------|--------|--------|-----------|
| General      Aggregate                       |   | $      | 2,000,000 |   |
| Products-Comp/Op      AGG                    |   | $      | 2,000,000 |   |
| Personal      & Adv Injury               |   | $      | 1,000,000 |   |
| Each      Occurrence                         |   | $      | 1,000,000 |   |
| Fire      Damage (Any one fire)              |   | $      | 50,000    |   |
| Med      Exp (Any one person)                |   | $      | 5,000     |   |
|                                         |   |   |      |   |
| Automobile      Liability:                   |   |   |      |   |
| Combined      Single Limit                   |   |   |      |   |
| Each      Occurrence                         |   | $      | 1,000,000 |   |
|                                         |   |   |      |   |
| Excess      Liability – Umbrella Form: |   |   |      |   |
| Each      Occurrence                         |   | $      | 9,000,000 |   |
| Aggregate                                    |   | $      | 9,000,000 |   |

| Employers’      Liability:        |   |   |      |
|-----------------------------------------|--------|--------|-----------|
| Each      Accident                      |   | $      | 1,000,000 |   |
| Disease-Policy      Limit               |   | $      | 1,000,000 |   |
| Disease-Each      Employee              |   | $      | 1,000,000 |   |
|                                    |   |   |      |   |
| Professional      Errors and Omissions: |   |   |      |   |
| Per      Claim                          |   | $      | 1,000,000 |   |
| Annual                                  |   | $      | 1,000,000 |   |

|   | (ii) | Insurance      Certificates. Contractor shall provide Owner upon Owner’s request      with copies of the insurance certificates reflecting coverages evidencing      that (i) Contractor’s insurance obligations are in full force and in      effect and will remain in effect until Contractor has completed all of the      Work and has received the final payment from Owner, and (ii) no insurance      coverage will be canceled, renewal refused, or changed unless at least      thirty (30) days prior written notice is given to Owner.  All      insurance certificates provided by Contractor pursuant to this Contract      shall, as applicable, clearly identify in writing as additional insureds      (and expressly include the interests of) Owner and [name intentionally      omitted]. |
|--------|------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (a) | Contractor      agrees to provide the followingwarranties: |
|--------|-----|------------------------------------------------------------|

|   | (i) | All      materials, supplies and equipment furnished under this Contract will be of      good quality and new, that the Work will be of good and workmanlike      quality and free from faults, defects and deficiencies, and that the Work      will conform with the requirements of this Contract (the “Project      Warranty”); |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (ii) | Each      Turbine will be properly assembled, erected, installed, and mechanically      completed on the Project Site in accordance with the Turbine      Specifications and the instruction manual provided by [name intentionally      omitted] (the “Turbine Installation Warranty”);  and |
|--------|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (iii) | The      Work (i) will be performed in accordance with generally accepted      professional standards for each such relevant profession and will be      performed in a good and workmanlike manner (including, without limitation,      the construction work, which shall also be performed in accordance with      sound construction practices), (ii) will conform to, and be performed in      accordance with, all Applicable Laws, (iii) will be performed in      accordance with prudent utility practices and the requirements, and (iv)      will meet the requirements and specifications provided by Contractor, the      Permits, the Turbine specifications, the REPA (including Appendix C) and      the SGIA (the “Work Warranty”, and together with the Project Warranty and      the Turbine Installation Warranty, the  “Warranty”). |
|--------|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (b) | Contractor      shall, after discovery of any breach of the Warranty during the Warranty      Period or notice of the same to Contractor by Owner or Owner’s contractors      during the Warranty Period, at its sole cost and expense (including the      cost of labor and equipment) and as promptly as reasonably practicable,      correct such breach of Warranty and repair or replace any defective Work,      material, or equipment with materials of new and good quality and correct      any material damage caused by such breach of the Warranty.  The      Warranty shall commence on the date the Work is completed and shall remain      in full force and effect for a period of twelve (12) months from the date      the Work is completed (the “Warranty Period”).  Any portion of      the Work which has been repaired, replaced or otherwise corrected during      the preceding Warranty Period shall be warranted by the Contractor for an      additional twelve (12) month period from the date of completion of such      repair, replacement or correction.  If Contractor does not so      commence and diligently pursue a remedy within seven (7) business days      after receipt of written notice from Owner, Owner may, at Contractor’s      expense, perform or have performed by a qualified and experienced third      party the necessary remedy consistent with the requirements set forth in      this Contract with respect to the Work.  Contractor shall have      no warranty obligation for warranty claims that are caused by: (i) normal      wear and tear; (ii) Owner’s or subsequent Owner’s misuse or negligence;      (iii) Owner’s use, without Contractor’s approval, of spare parts other      than those supplied or recommended by Contractor or [name intentionally      omitted]; (iv) use or services of the facility (or any relevant part      thereof) other than in conformance in all material respects with [name      intentionally omitted] operationsmanuals. |
|--------|-----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (c) | The      Contractor shall use its best efforts to obtain warranties for the benefit      of the Contractor and the Owner from the Subcontractors and material and      equipment suppliers in relation to their respective portions of the      Work.  The Contractor shall similarly use its best efforts to      obtain warranties from such individuals which (i) warrant against defects      and deficiencies in each such party’s work, and (ii) are ultimately      assignable to the Owner if they do not run to the Owner in the first      instance.  Contractor shall assign to Owner any warranty it      receives from the Subcontractors, including, without limitation, the      warranty provided as part of its contract with its primary      Subcontractor. |
|--------|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (d) | The      Contractor shall have primary liability with respect to the warranties set      forth in this Contract, whether or not any defect, deficiency or other      matter is also covered by a warranty of another party, and the Owner need      only look to the Contractor for corrective action.  In addition      thereto, the Contractor’s warranties expressed herein shall not be      restricted in any manner by any warranty of a third party and the refusal      of any third party to correct defective, deficient or nonconforming Work      shall not excuse the Contractor from its liability as to the warranties      provided herein. |
|--------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (e) | ALL      OTHER CONTRACT PROVISIONS NOTWITHSTANDING, THE WARRANTIES SET FORTH IN      THIS AGREEMENT ARE EXCLUSIVE AND IN LIEU OF ALL WARRANTIES, EXPRESS OR      IMPLIED, OF PERFORMANCE, MERCHANTABILITY, FITNESS FOR A PARTICULAR      PURPOSE, CUSTOM, USAGE OR OTHERWISE AND ALL OTHER CAUSES OF      ACTION.  CONTRACTOR DOES NOT WARRANT OR GUARANTEE THAT THE      DESIGN, ENGINEERING, SPECIFICATIONS, EQUIPMENT OR MATERIALS, INCLUDING THE      TURBINES, SUPPLIED OR SPECIFIED BY OTHERS WILL PRODUCE ANY INTENDED RESULT      OR ACHIEVE ANY INTENDED PURPOSE. |
|--------|-----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (f) | The      Warranty provided herein shall survive the termination or expiration of      this Contract. |
|--------|-----|------------------------------------------------------------------------------------------------------|

|   | (a) | Contractor      is able to furnish the tools, materials, supplies, equipment, labor and      development, design, engineering, construction procurement, installation,      erection, and financing services required to complete the Work and perform      its obligations hereunder, and has sufficient experience and competence to      do so; |
|--------|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (b) | Contractor      is a corporation duly organized, validly existing and in good standing      under the laws of the State of Minnesota, and is duly qualified to do      business in the State of Minnesota; |
|--------|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (c) | Contractor      is authorized to do business in the State of Minnesota and properly      licensed by all Governmental Authorities having jurisdiction over      Contractor, the Work and/or theProject; |
|--------|-----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (d) | Contractor      has familiarized itself with the Project Site and the local      conditions.  Any cost risk related thereto (including that      associated with concealed, latent or unknown conditions) shall be borne by      the Contractor and Contractor shall not be entitled to an adjustment in      the Contract Price or the Schedule as a result of the same;      and |
|--------|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (e) | The      execution, delivery and performance of each of the Contract and any the      contracts between Contractor and its Subcontractor, is or is to be a party      as contemplated hereby, will not (i) violate or conflict with any      application, eligibility or other requirement of any loan guarantee,      grants or other similar government funding opportunity available or      already obtained from the United States Department of Agriculture, the      U.S. Department of Energy, the U.S. Department of Energy or any other      Governmental Authority (each, a "Governmental Support      Opportunity"), (ii) result      in the disqualification of Owner, any of its affiliates, or the Project      from eligibility for any Governmental Support Opportunity, (iii) result in      the loss of any potential Governmental Support Opportunity for which      Owner, any of its affiliates or the Project is eligible as of the date      hereof, or (iv) result in the requirement that the Owner shall incur any      additional costs or delay as a condition for Owner, any of its Affiliates,      or the Project to be awarded any Governmental Support      Opportunity |
|--------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (a) | The      Contractor shall (and shall cause its Subcontractors to) indemnify, defend      and hold harmless the Owner, [name intentionally omitted] and their      officers, directors, board members, employees, agents, affiliates and      representatives, from and against any and all claims, demands, suits,      liabilities, injuries (personal or bodily), property damage, causes of      action, losses, expenses, damages or penalties, including, without      limitation, court costs and reasonable attorneys’ fees, arising or      resulting from, or occasioned by or in connection with (i) the performance      by the Contractor of its duties and obligations under this Contract, (ii)      the inaccuracy of any warranty or representation of the Contractor      contained in this Contract, (iii) the use, generation, storage, release,      threatened release, discharge, disposal, existence or presence of any      Hazardous Substances or underground storage tanks in, under, at, upon or      from the Project Site, (iv) the placement upon or against any property of      the Owner of any liens, claims, security interests, mortgages or other      encumbrances as a result of this Contract, and/or (v) any negligent,      willful or wrongful act or omission to act by the Contractor, its      Subcontractors, architects, engineers, anyone directly or indirectly      employed by any of them or anyone for whose acts they may be      liable.  This indemnification, defense and hold harmless      obligation shall survive the termination or expiration of this      Contract. |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (b) | In      claims against any person or entity indemnified under Section 10(a) by an      employee of the Contractor, a Subcontractor, anyone directly or indirectly      employed by any of them or anyone for whose acts they may be liable, the      indemnification obligation under such Section 10(a) shall not be limited      by a limitation on the amount or type of damages, compensation or benefits      payable by or for the Contractor, the Subcontractor or any other      above-referenced party under workers’ or workmen’s compensation acts,      disability benefit acts, other employee benefit acts, or by common law or      case law. |
|--------|-----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (c) | For      purposes of this Section, “Hazardous Substances” means (a) any substance      which is listed, defined, designated or classified under any Environmental      Law as a (i) hazardous material, substance, constituent or waste, (ii)      toxic material, substance, constituent or waste, (iii) radioactive      material, substance, constituent or waste, (iv) dangerous material,      substance, constituent or waste, (v) pollutant, (vi) contaminant, or (vii)      special waste; (b) an material (including radioactive material),      substance, constituent or waste regulated under any Environmental Laws; or      (c) petroleum, petroleum products, polychlorinated biphenyl, pesticides,      asbestos, or asbestos-containing materials.  “Environmental Law”      means any law which relates to environmental quality, health, safety,      pollution, contamination, cleanup, or the protection of human health,      ambient air, waters (including ground waters) or land; including the      Comprehensive Environmental Response, Compensation and Liability Act, as      amended, 42 U.S.C. Section 9601 et seq; the Resource Conservation and      Recovery Act, as amended, 42 U.S.C. Section 6901 et seq; the Toxic      Substances Control Act, as amended, 15 U.S.C. Section 2601 et seq; the      Clean Air Act, as amended, 42 U.S.C. Section 7401 et seq; the Clean Water      Act, as amended, 33 U.S.C. Section 1251 et seq; and the Occupational      Safety and Health Act, as amended, 29 U.S.C. Section 651 et      seq. |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | (a) | Overall Limitation of      Liability.  The aggregate liability of Contractor, its      Subcontractors, agents and employees, to Owner (or any successor thereto      or assignee thereof) for any and all claims and/or liabilities arising out      of or relating in any manner to the BOP Work as is set forth on Exhibit A      or to Contractor’s performance or non-performance of its obligations with      respect to the BOP Work, whether based in contract, tort (including      negligence), strict liability, or otherwise, shall not exceed, in the      aggregate, fifteen percent (15%) of the Contract Price; provided, however,      that upon Substantial Completion, such aggregate liability shall be      limited to ten percent (10%) of the Contract      Price.  Notwithstanding the foregoing, the preceding limits of      liability shall (i) exclude any liability satisfied by the proceeds of      insurance maintained by Contractor in accordance with this Contract, or      which would have been satisfied by insurance had Contractor maintained      proper insurance in accordance with this Contract; (ii) not apply to any      claims for fraud, gross negligence or willful misconduct, or failure to      pay Subcontractors; (iii) not apply with respect to the indemnification      obligations pursuant to Section 10; and (iv) exclude the Contractor's      warranty obligations under Section8. |
|--------|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | (b) | Consequential      Damages.  Owner and Contractor hereby waive all claims      against each other (and against each other’s parent company and affiliates      and [name intentionally omitted]) for any consequential, incidental,      indirect, special, exemplary or punitive damages (including, but not      limited to, loss of actual or anticipated profits, revenues or product;      loss by reason of shutdown or non-operation; increased expense of      operation, borrowing or financing; loss of use or productivity; or      increased cost of capital), and regardless of whether any such claim      arises out of breach of contract or warranty, tort (including negligence),      product liability, contribution, strict liability or any other legal      theory. |
|--------|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

----

----

| GRANT      COUNTY WIND, LLC                |               | JUHL      ENERGY DEVELOPMENT, INC.         |
|--------------------------------------------|--------------------|--------------------------------------------|
| a      Minnesota limited liability company |               | a      Minnesota corporation               |
|                                       |               |                                       |   |   |
| By:                                        | /s/ Edgar Persons  |                                       | By: | /s/ Dan Juhl |
| Its:                                       | Chief Manager      |                                       | Its: | Chief Executive Officer |
|                                       |               |                                       |   |   |
| Roseville Wind 1      L.L.C.,              |               | Western Minnesota Wind 1      LLC,         |
| a      Minnesota limited liability company |               | a      Minnesota limited liability company |
|                                       |               |                                       |   |   |
| By:                                        | /s/ Dale N. Blume  |                                       | By: | /s/Ronald Prahl |
| Name:                                      | Dale N. Blume      |                                       | Name: | Ronald Prahl |
| Its:                                       | Manager            |                                       | Its: | Manager |
|                                       |               |                                       |   |   |
| Roseville Wind 2      LLC,                 |               | Western Minnesota Wind 2      LLC,         |
| a      Minnesota limited liability company |               | a      Minnesota limited liability company |
|                                       |               |                                       |   |   |
| By:                                        | /s/David Starner   |                                       | By: | /s/James Aanerud |
| Name:                                      | David Starner      |                                       | Name: | James Aanerud |
| Its:                                       | Chief Manager      |                                       | Its: | Manager |
|                                       |               |                                       |   |   |
| Roseville Wind #3,      LLC,               |               | Western Minn Wind 3      LLC,              |
| a      Minnesota limited liability company |               | a      Minnesota limited liability company |
|                                       |               |                                       |   |   |
| By:                                        | /s/Randy C. Larson |                                       | By: | /s/Vernell H. Wagner |
| Name:                                      | Randy C. Larson    |                                       | Name: | Vernell H. Wagner |
| Its:                                       | Manager            |                                       | Its: | Manager |
|                                       |               |                                       |   |   |
| Roseville Wind 4,      LLC,                |               | Western Minn Wind 4      LLC,              |
| a      Minnesota limited liability company |               | a      Minnesota limited liability company |
|                                       |               |                                       |   |   |
| By:                                        | /s/James Prahl     |                                       | By: | /s/Chad Westrom |
| Name:                                      | James Prahl        |                                       | Name: | Chad Westrom |
| Its:                                       | Manager            |                                       | Its: | Manager |

----

| Rafter P Wind,      LLC,                   |             | Western Minn Wind 5      LLC,              |
|--------------------------------------------|------------------|--------------------------------------------|
| a      Minnesota limited liability company |             | a      Minnesota limited liability company |
|                                       |             |                                       |   |   |
| By:                                        | /s/Edgar Persons |                                       | By: | /s/Myron L. Westrom |
| Name:                                      | Edgar Persons    |                                       | Name: | Myron L. Westrom |
| Its:                                       | Chief Manager    |                                       | Its: | Manager |

----