EX-10.2



 Exhibit 10.2 
 GMP AMENDMENT 
 This GMP Amendment amends the Agreement for Guaranteed Maximum Price
Construction Services between Owner and Contractor signed by the Owner on January 16, 2013 and the Contractor on February 5, 2013 (the “Agreement”). 
 Pursuant to Section 3.1 and Addendum 1 of the Agreement, the Owner and Contractor establish a Guaranteed Maximum Price for the Work as set forth below. 

The Contractor’s Guaranteed Maximum Price (“GMP”) for the Work is: 

One Hundred Nineteen Million, Five Hundred Eighty-One Thousand, One Hundred Eighty-Six and 00/100 Dollars ($119,581,186.00).

 In addition to the Agreement, the Guaranteed Maximum Price is based upon the following assumptions: 

 

	1.	Allowances as follows: 

  

					
	$	1,500,000	  	  	 for landscaping and irrigation

		
	$	5,000,000	  	  	 for kitchen equipment

		
	$	5,990,860	  	  	 for track relocation and accessories including track irrigation, paddock, winners circle and viewing area

		
	$	818,168	  	  	 for Owner controlled Design Continuation Allowance


 All of the above are Owner Controlled Allowances. 

The parties will reconcile allowances as part of the close out process at project completion to determine any net adjustments. Any amount
remaining unused by the Contractor at the end of the project shall accrue solely to the Owner. 
  

	2.	Shared Savings: It is agreed that upon Final Completion, if the GMP (as adjusted by Change Orders) exceeds the actual Cost of the Work plus the Contractor’s Fee,
then the amount of such excess shall be referred to herein as the “Savings,” with the Savings to accrue to the benefit of the parties as follows: 50% to Owner, 50% to Contractor, exclusive of Owner Controlled Allowances.


 It is further agreed that with respect to Union/MBE Premiums line item estimate of $1,000,000 in the Schedule of
Values, any unused funds shall accrue solely to the benefit of the Owner and shall not be subject to the 50/50 shared savings split. 
 All provisions within the Agreement, including but not limited to Section 3.1.6, are hereby amended to conform to this stated agreement. 








	3.	It is agreed that the Date of Substantial Completion/Open to the Public is May 1, 2014, subject to extensions of time as may be permitted by the Agreement,
including extensions required due to delay in the Owner’s securing of Regulatory Approvals and/or delay in completion of Owner’s responsibilities to the extent same are outside the control of the Contractor. 


Liquidated Damages: Fifteen Thousand Dollars ($15,000.00) per day for each day of delay after the fifth
(5th) day after the Guaranteed Date of Substantial
Completion (as may be modified by time extensions permitted by the Agreement) until Substantial Completion is achieved, up to a total amount of one-half of the Contractor’s Fee. 

Savings Clause: Should the Contractor fail to achieve Substantial Completion/Open to the Public by the Guaranteed Date of
Substantial Completion of May 1, 2014 (subject to extensions of time as may be permitted by the Agreement), then the Contractor shall not receive the amount of $500,000 from the Contractor’s portion of any shared savings otherwise due the
Contractor pursuant to Paragraph 2 above (if any). 
 The Project Schedule is attached as Exhibit B. 

The Project Schedule ties to Exhibit Q, which states the Project’s Design Deliverable Milestones. Exhibit Q is attached hereto and
incorporated by reference. It is agreed that the Contractor shall receive an extension of time, day for day, by which the Project is delayed due to the Owner’s design team’s failure to timely comply with the Design Deliverable Milestones
only to the extent that it can be proven by the Contractor that Owner and Design Team were unable to provide sufficient supplemental information satisfactory to maintain the overall Construction Schedule. 

 

	4.	Construction Contingency: The Construction Contingency is agreed to be $2,491,513.00. The last two sentences of Paragraph 3.1.6 of the Agreement are
deleted. To the extent that the Construction Contingency is not depleted at project completion, all remaining funds in the Construction Contingency shall be deemed as “Savings” and distributed between the parties in accordance with the
provisions of Paragraph 2 above. This contractor Construction Contingency is included within the current GMP and is completely independent of the Project Contingency. The Project Contingency is excluded from any savings clause calculation.


  

	7.	Supporting Exhibits for GMP Amendment as follows. 

  

			
	Exhibit B:	  	Project Schedule
	Exhibit C:	  	Contractor’s Personnel
	Exhibit D:	  	Not Used
	Exhibit E:	  	Drawing Log
	Exhibit F:	  	Not Used
	Exhibit G:	  	GMP Bid Estimate & Scope Clarifications
	Exhibit Q:	  	Design Deliverable Milestones

  

	   8.	Except to the extent amended by this GMP Amendment, the terms and conditions of the Agreement shall remain unchanged and in full force and effect.



  
 2 








 IN WITNESS WHEREOF, the parties hereto have caused this Amendment to the Agreement for Guaranteed Maximum
Price Construction Services to be as executed as of July 12, 2013. 
  

									
	PNK (OHIO), LLC	 		 	W.G. YATES & SONS CONSTRUCTION COMPANY
					
	By:	 	 /s/ Anthony Sanfilippo
	 		 	By:	 	 /s/ Chet Nadolski

					
	Printed Name:	 	 Anthony Sanfilippo
	 		 	Printed Name:	 	 Chet Nadolski

					
	Title:	 	 Chief Executive Officer
	 		 	Title:	 	 Senior Vice President

					
	Date:	 	 7/12/13
	 		 	Date:	 	 07/16/13

			
		 		 	PARIC CORPORATION
				
		 		 	By:	 	 /s/ P. Joseph McKee, III

				
		 		 	Printed Name:	 	 P. Joseph McKee, III

				
		 		 	Title:	 	 Chief Executive Officer

				
		 		 	Date:	 	 7-15-13



  
 3 








 EXHIBIT B 
 PROJECT SCHEDULE 







 




 
 YATES CONSTRUCTION 

River Downs Race Track / Gaming and Entertainment Center 031 

Summary Schedule 
 PARIC 
 EXPERIENCE EXCELLENCE. 

Activity ID Activity Name Original Duration Duration % Complete Start Finish J F A M J J A S O N D J F A M J J 

Milestones 
 1000 Notice to proceed 0 100% 11-19-12 A 
 1028
Contract Start Date 0 100% 12-19-12 A 
 1027 Relocated track ready for operation 0 0% 9-29-13 

1169 Central plant operational 0 0% 10-8-13 
 1142 Gaming floor ready for VLTS 0 0% 3-3-14 
 1166
Grandstand complete 0 0% 4-28-14 
 1167 Gaming/BOH complete 0 0% 4-29-14 

1168 Final inspections/turnover 0 0% 5-1-14 
 Design Activities 
 1192 Demo plan for track 3 100%
11-19-12 A 11-21-12 A 
 1200 Track Relocation CD’s complete 30 25% 2-18-13 A 3-26-13 

1207 Site Utilities CD’s complete 30 25% 2-18-13 A 3-26-13 

1203 Site civil CD’s complete 30 25% 2-18-13 A 3-26-13 

1202 Test pile package (by structural) 0 100% 3-4-13 A 

1201 Issue foundation package(piles & pile caps) 0 100% 3-11-13 A 

1193 Concrete podium structure CD’s complete 0 0% 3-18-13* 

1194 Steel Structure Gaming/BOH CD’s complete 0 0% 3-18-13* 

1428 Porte Cochere foundation revisions complete 0 0% 3-28-13* 

Actual Work Critical Remaining... Page 1 of 20 Data Date 3-4-13 

Remaining Work Milestone 
 Date 3-22-13 







 




 
 Activity ID Activity Name Original Duration Duration %
Complete Start Finish J F A M J J A S O N D J F A M J J 
 1195 Grandstand building Sturcture CD’s complete
0 0% 4-1-13* 
 1209 Track relocation Utilities/Civil CD’s complete 0 0% 4-1-13* 

1198 Gaming/BOH MEP (central plant , risers, rough in) 0 0% 4-30-13* 

1196 Gaming/BOH exterior cladding CD’s complete 0 0% 5-1-13* 

1197 Grandstand Exterior Cladding CD’s complete 0 0% 5-1-13* 

1206 Barns/backside buildings CD’s complete 0 0% 5-1-13* 

1199 Grandstand MEP ( rough in) 0 0% 5-17-13* 
 1204 Gaming/BOH Architectural /Interior finishes CD’s complete 0 0% 5-30-13* 
 1429 FFE support items(light fixtures, signage, etc.) 0 0% 5-30-13* 
 1426 Gaming/BOH MEP 100% complete 0 0% 6-10-13* 

1205 Grandstand Architectural CD’s complete 0 0% 7-1-13* 

1427 Grandstand MEP 100% complete 0 0% 7-15-13* 
 1208 Interior Design/FFE CD’s Complete 0 0% 7-15-13* 
 Pre-Construction 
 1002 Demo permits 21 100%
11-19-12 A 12-14-12 A 
 1004 Demo Subcontracting/Process 21 100% 11-19-12 A 12-11-12 A 

1015 Track relocation subcontractor selection/contracting/mobilizatio 21 100% 11-19-12 A 12-11-12 A 

1001 Mobilize on site 21 100% 12-15-12 A 1-15-13 A 

1016 Track relocation permits 16 50% 12-19-12 A 3-11-13 

1003 Environmental protection measures in place 21 100% 1-16-13 A 1-18-13 A 

1105 Civil/utility permits 28 100% 2-18-13 A 3-4-13 A 

1103 Building foundation permits 14 0% 3-5-13 A 3-17-13 

1106 Podium Structure Building permits 10 0% 3-18-13 3-27-13 

1005 Track upper surface Bidding/Contracting 45 0% 4-2-13 5-16-13 

1006 New barn/building permits 8 0% 5-1-13 5-8-13 
 1007 New barn/building procurement/subcontracting process 45 0% 5-1-13 6-14-13 
 Actual Work Critical Remaining... Page 2 of 20 Data Date 3-4-13 
 Remaining Work Milestone 
 Date 3-22-13 








 




 
 Activity ID Activity Name Original Duration Duration %
Complete Start Finish J F A M J J A S O N D J F A M J J 
 Demolition 

Phase 1 
 1008 Demo existing barns 28 100% 1-7-13 A 1-18-13 A 

1012 Remove existing track rails/posts/markers 28 100% 1-7-13 A 1-18-13 A 

1020 Demo existing grand stand 60 90% 1-14-13 A 3-9-13 

1009 Demo existing fences as required 21 100% 1-21-13 A 2-7-13 A 

1011 Demo existing parking areas as required 28 50% 2-5-13 A 3-17-13 

1029 Demo existing service road as required 45 100% 2-13-13 A 2-15-13 A 

Earthwork/Infrastructure 
 Phase 1 
 1079 Mobilization 12 100% 2-18-13 A
3-1-13 A 
 1076 Earthwork/Drainage submittals/approvals 12 50% 2-27-13 A 4-16-13 

1089 Silt fence/ environmental protection measures 5 100% 2-27-13 A 3-3-13 A 

1091 Strip infield stockpile area/cut fill West half 6 10% 3-4-13 A 4-17-13 

1094 Gaming building pad and grade 7 10% 3-4-13 A 4-17-13 

1090 West Sediment Basin earthwork 2 50% 3-4-13 A 4-11-13 

1077 Storm Structure production 20 0% 4-17-13 5-6-13 

1095 Stone access roads 7 0% 4-17-13 4-24-13 
 1096 Fill main entrance area (including surcharge) 12 0% 4-17-13 4-29-13 
 1092 Strip and stockpile track material 9 0% 4-17-13 4-26-13 
 1093 Bulk earthwork West track area and pond 20 0% 4-26-13 5-16-13 
 1411 Storm crew #1 HW15-102 6 0% 5-9-13 5-14-13 

1412 Storm crew #1 Ex to 99 3 0% 5-15-13 5-17-13 
 1097 Cut/Fill balance of track to West parking lot 22 0% 5-16-13 6-7-13 
 Actual Work Critical Remaining... Page 3 of 20 Data Date 3-4-13 
 Remaining Work Milestone 
 Date 3-22-13 








 




 
 Activity ID Activity Name Original Duration Duration %
Complete Start Finish J F A M J J A S O N D J F A M J J 
 1413 Storm crew #1 HW2 to-#60 3 0% 5-22-13 5-24-13

 1414 Storm crew #2 HW16 to #118 and tie in 18 0% 5-22-13 6-8-13 

1416 Storm crew #1 HW1 to 4 6 0% 5-25-13 5-30-13 
 1417 Storm crew #1 #3 to #31 2 0% 5-31-13 6-1-13 

1418 Storm crew #1 HW3-HW12 crossing track 5 5 0% 6-2-13 6-6-13 

1420 Storm crew #1 #31 to #58 West Lot North Area 9 0% 6-7-13 6-15-13 

1098 Track underdrain crew 15 0% 6-7-13 6-22-13 
 1099 Strip and stock topsoil balance of site 7 0% 6-7-13 6-14-13 
 1415 Storm crew #2 #60 to #63 and #60 to #95 partial N lot drainage 10 0% 6-9-13 6-18-13 
 1100 Balance of site cut to fill 27 0% 6-14-13 7-11-13 
 1421 Storm crew #1 #4 to #30 West lot South Area 15 0% 6-16-13 6-30-13 
 1419 Storm crew #2 #108 to #152 SE area drainage 16 0% 6-19-13 7-4-13 
 1422 Storm crew #1 #113 to #134 Barn area drainage 12 0% 7-1-13 7-12-13 
 1423 Storm crew #2 #63 to #87 drainage at south of building pad 9 0% 7-5-13 7-13-13 
 1101 Grade pond and swales 6 0% 7-11-13 7-17-13 

1424 Storm crew #2 #63 to #74 drainage at North of building pad 11 0% 7-14-13 7-24-13 

1102 East Barn Area 14 0% 7-17-13 7-31-13 
 1104 Back pavement and curb islands 18 0% 7-31-13 8-18-13 
 1220 Landscape/infield grading 24 0% 8-3-13 8-27-13 

Construction 
 Phase 1 
 Race Track 

1080 Dirt Track layout 3 0% 3-26-13 3-29-13 
 1082 Install aggregate subbase Section 1 42 0% 6-7-13 7-19-13 
 1180 Install aggregate subbase Section 3 42 0% 6-7-13 7-19-13 
 1083 Clay base course Section 1 42 0% 6-22-13 8-3-13 
 1181 Clay base course Section 3 42 0% 6-22-13 8-3-13 
 1084 Sand cushion course Section 1 42 0% 7-7-13 8-18-13 
 Actual Work Critical Remaining... Page 4 of 20 Data Date 3-4-13 
 Remaining Work Milestone 
 Date 3-22-13 








 




 
 Activity ID 

Activity Name 
 Original Duration 
 Duration % Complete 

Start 
 Finish 
 J F A M J J A S O N D J F A M J J

 1182 
 Sand cushion course Section 3 
 42 

0% 
 7-7-13 
 8-18-13 

1109 
 New service road 
 70 

0% 
 7-19-13 
 9-27-13 

1176 
 Install aggregate subbase Section 2 
 42

 0% 
 7-19-13 
 8-30-13 

1184 
 Install aggregate subbase Section 4 
 42

 0% 
 7-19-13 
 8-30-13 

1177 
 Clay base course Section 2 
 42 

0% 
 8-3-13 
 9-14-13 

1185 
 Clay base course Section 4 
 42 

0% 
 8-3-13 
 9-14-13 

1178 
 Sand cushion course Section 2 
 42 

0% 
 8-18-13 
 9-29-13 

1186 
 Sand cushion course Section 4 
 42 

0% 
 8-18-13 
 9-29-13 

1214 
 Turf track grassing 
 60 

0% 
 9-2-13* 
 10-31-13 

1085 
 Install rails 
 28 

0% 
 9-14-13 
 10-12-13 

1087 
 landscaping/grassing 
 60 

0% 
 10-2-13 
 11-30-13 

1086 
 Install mile markers/finish posts 
 7 

0% 
 10-12-13 
 10-19-13 

1088 
 Clean/Punch/Inspection/turnover 
 12 

0% 
 12-1-13 
 12-12-13 

New 550 Stall Barns 
 1017 
 Site Prep 

14 
 0% 
 6-15-13 

6-28-13 
 1018 
 Foundations (shallow) 

28 
 0% 
 6-22-13 

7-19-13 
 1019 
 MEP underground rough-in 

28 
 0% 
 7-6-13 

8-2-13 
 1021 
 Structure erection 

72 
 0% 
 7-6-13 

9-15-13 
 1022 
 Stall fit out 

72 
 0% 
 7-20-13 

9-29-13 
 1023 
 MEP installations 

72 
 0% 
 8-3-13 

10-13-13 
 1024 
 Accessories/trim out/clean/punch 

90 
 0% 
 8-17-13 

11-14-13 
 1025 
 Inspections/Turnover 

15 
 0% 
 11-15-13 

11-29-13 
 New Maintenance Facility 
 1042 

Site Prep 
 4 
 0% 

6-7-13 
 6-10-13 
 1043 

Foundations (shallow) 
 14 
 0% 

6-14-13 
 6-27-13 
 1044 

MEP underground rough-in 
 14 
 0% 

6-17-13 
 6-30-13 
 1045 

Slab on grade 
 14 
 0% 

6-28-13 
 7-11-13 
 Actual Work 

Critical Remaining 
 Page 5 of 20 
 Data Date 3-4-13 

Remaining Work 
 Milestone 
 Date 3-22-13 







 




 
 Activity ID 

Activity Name 
 Original Duration 
 Duration % Complete 

Start 
 Finish 
 J F A M J J A S O N D J F A M J J

 1046 
 Structure erection 
 28 

0% 
 7-12-13 
 8-8-13 

1047 
 MEP/Equipment installations 
 35 

0% 
 8-9-13 
 9-12-13 

1049 
 Exterior finishes 
 14 

0% 
 8-9-13 
 8-22-13 

1048 
 Interior finishes 
 28 

0% 
 8-23-13 
 9-19-13 

1050 
 Trim out/clean/punch 
 10 

0% 
 9-20-13 
 9-29-13 

1051 
 Inspections/Turnover 
 3 

0% 
 9-27-13 
 9-29-13 

New Test Barn 
 1052 
 Site Prep 

7 
 0% 
 6-11-13 

6-17-13 
 1053 
 Foundations (shallow) 

14 
 0% 
 6-18-13 

7-1-13 
 1054 
 MEP underground rough-in 

14 
 0% 
 7-2-13 

7-15-13 
 1056 
 Structure erection 

42 
 0% 
 7-16-13 

8-26-13 
 1057 
 Stall fit out 

56 
 0% 
 7-30-13 

9-23-13 
 1058 
 MEP installations 

56 
 0% 
 7-30-13 

9-23-13 
 1059 
 Accessories/trim out/clean/punch 

14 
 0% 
 9-24-13 

10-7-13 
 1060 
 Inspections/Turnover 

3 
 0% 
 10-8-13 

10-10-13 
 New Receiving Barn 
 1061 

Site Prep 
 7 
 0% 

6-18-13 
 6-24-13 
 1062 

Foundations (shallow) 
 14 
 0% 

6-25-13 
 7-8-13 
 1063 

MEP underground rough-in 
 14 
 0% 

7-9-13 
 7-22-13 
 1065 

Structure erection 
 56 
 0% 

7-23-13 
 9-16-13 
 1066 

Stall fit out 
 56 
 0% 

8-6-13 
 9-30-13 
 1067 

MEP installations 
 42 
 0% 

8-6-13 
 9-16-13 
 1068 

Accessories/trim out/clean/punch 
 14 
 0% 

10-1-13 
 10-14-13 
 1069 

Inspections/Turnover 
 3 
 0% 

10-15-13 
 10-17-13 
 Mobile Housing Units 

Actual Work 
 Critical Remaining 
 Page 6 of 20 

Data Date 3-4-13 
 Remaining Work 
 Milestone 

Date 3-22-13 







 




 
 Activity ID 

Activity Name 
 Original Duration 
 Duration % Complete 

Start 
 Finish 
 J F A M J J A S O N D J F A M J J

 1032 
 Site Prep/layout 
 7 

0% 
 5-31-13 
 6-6-13 

1034 
 MEP underground rough-in 
 24 

0% 
 6-7-13 
 6-30-13 

1035 
 Aggregate Base 
 28 

0% 
 6-21-13 
 7-18-13 

1036 
 Fine grading 
 7 

0% 
 7-19-13 
 7-25-13 

1037 
 Procure units 
 84 

0% 
 7-26-13 
 10-17-13 

1038 
 Install units 
 35 

0% 
 10-18-13 
 11-21-13 

1039 
 Accessories/trim out/clean/punch 
 10 

0% 
 11-22-13 
 12-1-13 

1040 
 Inspections/Turnover 
 3 

0% 
 11-29-13 
 12-1-13 

Existing Barn Upgrades 
 1030 
 Upgrade/Refurbish existing barns 

90 
 0% 
 5-31-13 

8-28-13 
 New CAFO 
 1031 

CAFO layout 
 1 
 0% 

8-29-13 
 8-29-13 
 1033 

Site prep/fine grading 
 4 
 0% 

8-30-13 
 9-2-13 
 1041 

Form Footings/slab 
 10 
 0% 

9-3-13 
 9-12-13 
 1055 

Vapor barrier 
 1 
 0% 

9-13-13 
 9-13-13 
 1064 

Reinforcing steel 
 3 
 0% 

9-14-13 
 9-16-13 
 1070 

Pour/Finish-- Slab/footings 
 1 
 0% 

9-17-13 
 9-17-13 
 1071 

Form kneewalls 
 12 
 0% 

9-20-13 
 10-1-13 
 1072 

Reinforcing in kneewalls 
 12 
 0% 

9-21-13 
 10-2-13 
 1073 

Pour/finish kneewalls 
 12 
 0% 

9-22-13 
 10-3-13 
 1074 

Strip forms/touch up 
 2 
 0% 

10-4-13 
 10-5-13 
 1075 

Final inspection/turnover 
 1 
 0% 

10-6-13 
 10-6-13 
 Phase 2 

Gaming/BOH Building 
 1108 
 Piling 

30 
 0% 
 3-18-13 

4-16-13 
 Actual Work 
 Critical Remaining 

Page 7 of 20 
 Data Date 3-4-13 
 Remaining Work 

Milestone 
 Date 3-22-13 







 




 
 Activity ID 

Activity Name 
 Original Duration 
 Duration % Complete 

Start 
 Finish 
 J F A M J J A S O N D J F A M J J

 1110 
 Pile caps/foundations/grade beams 
 30 

0% 
 3-28-13 
 4-26-13 

1111 
 Structure(verticals/columns) to gaming level/BOH level 1 
 45 
 0% 

4-12-13 
 5-26-13 
 1112 

Service level slab/paving/docks 
 60 
 0% 

4-22-13 
 6-20-13 
 1113 

Gaming/BOH level 1 elevated deck 
 45 
 0% 

5-12-13 
 6-25-13 
 1120 

Fill for porte cochere 
 21 
 0% 

5-31-13 
 6-20-13 
 1114 

Gaming structural steel erection 
 42 
 0% 

6-11-13 
 7-22-13 
 1121 

Porte Cochere structure 
 75 
 0% 

6-21-13 
 9-3-13 
 1115 

Gaming roof deck 
 28 
 0% 

7-9-13 
 8-5-13 
 1116 

BOH level 1& 2 structural steel erection 
 49 
 0% 

7-16-13 
 9-2-13 
 1119 

Roofing all areas 
 60 
 0% 

8-6-13 
 10-4-13 
 1174 

Exterior Framing/Sheathing Gaming areas 
 30 
 0% 

8-6-13 
 9-4-13 
 1117 

BOH roof deck 
 28 
 0% 

8-15-13 
 9-11-13 
 1118 

Set mechanical equipment (central plant) 
 28 
 0% 

8-15-13 
 9-11-13 
 1173 

BOH Mezz level deck 
 20 
 0% 

8-15-13 
 9-3-13 
 1126 

MEP rough in for Central Plant 
 45 
 0% 

8-25-13 
 10-8-13 
 1125 

Interior MEP rough in for Gaming 
 90 
 0% 

9-4-13 
 12-2-13 
 1129 

Interior framing/drop ceilings for Gaming 
 30 
 0% 

9-4-13 
 10-3-13 
 1123 

Exterior framing/sheathing BOH 
 90 
 0% 

9-12-13 
 12-10-13 
 1127 

MEP rough in BOH 
 45 
 0% 

9-12-13 
 10-26-13 
 1124 

Exterior EFIS/panels/split face/glass&glazing 
 120 
 0% 

9-22-13 
 1-19-14 
 1128 

Gaming raised flooring system (Walker duct) 
 28 
 0% 

9-25-13 
 10-22-13 
 1131 

Kitchen equipment 
 60 
 0% 

10-4-13 
 12-2-13 
 1132 

Interior finishes/theming for Gaming/restraunts 
 150 
 0% 

10-4-13 
 3-2-14 
 1134 

Service bars/restrooms 
 90 
 0% 

10-4-13 
 1-1-14 
 1135 

IDF rooms 
 60 
 0% 

10-4-13 
 12-2-13 
 1130 

Interior framing BOH 
 28 
 0% 

10-12-13 
 11-8-13 
 1122 

Porte Cochere finishes/paving/landscaping 
 150 
 0% 

11-3-13 
 4-1-14 
 1137 

Warehouse/BOH finishes/trim out 
 120 
 0% 

11-9-13 
 3-8-14 
 1136 

MEP trim outs 
 120 
 0% 

12-3-13 
 4-1-14 
 1133 

Flooring/VLT bases for gaming 
 21 
 0% 

2-11-14 
 3-3-14 
 Actual Work 

Critical Remaining 
 Page 8 of 20 
 Data Date 3-4-13 

Remaining Work 
 Milestone 
 Date 3-22-13 







 




 
 Activity ID Activity Name Original Duration Duration %
Complete Start Finish J F A M J J A S O N D J F A M J J 
 1138 Install VLTS/testing 60 0% 2-16-14 4-16-14

 1140 Warehouse FFE/ equipment 14 0% 3-9-14 3-22-14 

1139 Kitchen burn in / training/FFE 28 0% 4-2-14 4-29-14 

Grand Stand Building 
 1141 Piling installation 21 0% 4-7-13 4-27-13 

1143 Pile caps/grade beams 21 0% 4-14-13 5-4-13 
 1144 Slab on grade(grandstand service level) 28 0% 5-31-13 6-27-13 
 1145 Jockey locker room knee walls 14 0% 6-28-13 7-11-13 
 1148 Columns/vertical to Gaming level (inc. promenade) 35 0% 6-28-13 8-1-13 
 1146 Back fill under jockey locker room slab 4 0% 7-12-13 7-15-13 
 1147 Jockey locker room slab 14 0% 7-16-13 7-29-13 

1149 Grandstand gaming level elevated deck 35 0% 7-18-13 8-21-13 

1150 Columns/verticals to crows nest level 25 0% 8-7-13 8-31-13 

1151 Elevated deck at crows nest level 45 0% 8-22-13 10-5-13 

1153 Set Precast for grandstand seating levels 28 0% 10-6-13 11-2-13 

1156 MEP Rough ins 60 0% 10-6-13 12-4-13 
 1157 Interior framing/partition walls 30 0% 10-6-13 11-4-13 
 1152 Roof truss/steel erection 42 0% 11-3-13 12-14-13 
 1155 Exterior finishes 90 0% 11-3-13 1-31-14 
 1159
Jockey locker room finishes 90 0% 11-5-13 2-2-14 
 1154 Roofing 30 0% 11-23-13 12-22-13 

1160 Finishes & fit out 90 0% 12-15-13 3-14-14 

1162 Crows nest framing 14 0% 12-23-13 1-5-14 
 1165 Seating/concourse area finishes 75 0% 12-23-13 3-7-14 
 1163 Crows nest MEP/equipment installation 30 0% 1-6-14 2-4-14 
 1164 Crows nest finishes/FFE 60 0% 1-6-14 3-6-14 

1158 Concessions/restrooms finishes 60 0% 2-1-14 4-1-14 

1161 Gaming equipment/FFE 60 0% 2-28-14 4-28-14 
 Actual Work Critical Remaining ... Page 9 of 20 Data Date 3-4-13 
 Remaining Work Milestone 
 Date 3-22-13 








 




 
 Activity ID Activity Name Original Duration Duration %
Complete Start Finish J F A M J J A S O N D J F A M J J 
 New Permanent Paddock 

1170 Complete new permanent paddock Area 60 0% 12-23-13 2-20-14 

Parking Lots 
 1171 Parking lots/hardscape/landscape 120 0% 12-3-13 4-1-14 
 1187 Demo Existing OTB facility 21 0% 5-12-14 6-1-14 
 1188 Complete small parking area in way of existing OTB 35 0% 6-2-14 7-6-14 
 New Permanent Toteboard 
 1172 Relocate permanent
toteboard 30 0% 12-23-13 1-21-14 
 Podium Concrete Details 

Sitework 
 1189 Building pad to grade 30 0% 3-11-13* 4-9-13 

1190 Porte-Cochere area fill/place surcharge 14 0% 3-11-13 3-24-13 

1191 Surcharge 30 0% 3-25-13 4-23-13 
 1308 Remove surcharge 5 0% 4-24-13 4-28-13 

Structural 
 1210 Piling Rig #1 (Section 1A thru 8A) 20 0% 3-18-13 4-6-13 
 1425 Piling Rig #2 (Section 1B thru 8B) 20 0% 3-22-13 4-10-13 
 1211 Pile caps/Grade beams 25 0% 3-22-13 4-26-13 

1404 Remaining Pilings(in way of surcharge) 18 0% 4-29-13 5-16-13 

1405 Pile Caps/Grade Beams(in way of surcharge) 18 0% 5-9-13 5-26-13 

1406 Retaining Wall 20 0% 5-18-13 6-6-13 
 Section 1A 
 1430 Columns/Verticals to podium deck
3 0% 3-26-13 3-29-13 
 1431 Form deck 10 0% 3-29-13 4-12-13 

Actual Work Critical Remaining ... Page 10 of 20 Data Date 3-4-13 

Remaining Work Milestone 
 Date 3-22-13 







 




 
 \Activity ID Activity Name Original Duration Duration %
Complete Start Finish J F A M J J A S O N D J F A M J J 
 1432 Plumbing rough in on deck 2 0% 4-5-13 4-9-13

 1433 HVAC rough in on deck 2 0% 4-5-13 4-9-13 

1434 Electrical rough in on deck 3 0% 4-5-13 4-10-13 

1435 Place Rebar 5 0% 4-9-13 4-16-13 
 1436 Prep/Form 3 0% 4-11-13 4-16-13 
 1437 Place
and finish concrete deck 1 0% 4-16-13 4-17-13 
 Section 2A 

1439 Columns/Verticals to podium deck 3 0% 3-29-13 4-3-13 

1440 Form deck 10 0% 4-12-13 4-26-13 
 1441 Plumbing rough in on deck 2 0% 4-19-13 4-23-13 

1442 HVAC rough in on deck 2 0% 4-19-13 4-23-13 
 1443 Electrical rough in on deck 3 0% 4-19-13 4-24-13 
 1444 Place Rebar 5 0% 4-23-13 4-30-13 
 1445
Prep/Form 3 0% 4-25-13 4-30-13 
 1446 Place and finish concrete deck 1 0% 4-30-13 5-1-13 

Section 3A 
 1448 Columns/Verticals to podium deck 3 0% 4-3-13 4-8-13 
 1449 Form deck 5 0% 4-26-13 5-3-13 
 1450 Plumbing
rough in on deck 2 0% 4-29-13 5-1-13 
 1451 HVAC rough in on deck 2 0% 4-29-13 5-1-13 

1452 Electrical rough in on deck 3 0% 4-29-13 5-2-13 

1453 Place Rebar 4 0% 5-1-13 5-7-13 
 1454 Prep/Form 2 0% 5-3-13 5-7-13 
 1455 Place and
finish concrete deck 1 0% 5-7-13 5-8-13 
 Section 4A 

1461 Columns/Verticals to podium deck 3 0% 4-8-13 4-11-13 

1462 Form deck 5 0% 5-3-13 5-10-13 
 1463 Plumbing rough in on deck 2 0% 5-6-13 5-8-13 

1464 HVAC rough in on deck 2 0% 5-6-13 5-8-13 
 1465 Electrical rough in on deck 3 0% 5-6-13 5-9-13 

Actual Work Critical Remaining ... Page 11 of 20 Data Date 3-4-13 

Remaining Work Milestone 
 Date 3-22-13 







 




 
 Activity ID Activity Name Original Duration Duration %
Complete Start Finish J F A M J J A S O N D J F A M J J 
 1466 Place Rebar 4 0% 5-8-13 5-14-13 

1467 Prep/Form 2 0% 5-10-13 5-14-13 
 1468 Place and finish concrete deck 1 0% 5-14-13 5-15-13 
 Section 5A 
 1469 Columns/Verticals to podium deck
3 0% 4-11-13 4-16-13 
 1470 Form deck 5 0% 5-10-13 5-17-13 

1471 Plumbing rough in on deck 2 0% 5-13-13 5-15-13 

1472 HVAC rough in on deck 2 0% 5-13-13 5-15-13 
 1473 Electrical rough in on deck 3 0% 5-13-13 5-16-13 
 1474 Place Rebar 4 0% 5-15-13 5-21-13 
 1475
Prep/Form 2 0% 5-17-13 5-21-13 
 1476 Place and finish concrete deck 1 0% 5-21-13 5-22-13 

Section 6A 
 1477 Columns/Verticals to podium deck 3 0% 4-16-13 4-19-13 
 1478 Form deck 5 0% 5-17-13 5-24-13 
 1479 Plumbing
rough in on deck 2 0% 5-20-13 5-22-13 
 1480 HVAC rough in on deck 2 0% 5-20-13 5-22-13 

1481 Electrical rough in on deck 3 0% 5-20-13 5-23-13 

1482 Place Rebar 4 0% 5-22-13 5-28-13 
 1483 Prep/Form 2 0% 5-24-13 5-28-13 
 1484 Place
and finish concrete deck 1 0% 5-28-13 5-29-13 
 Section 7A 

1485 Columns/Verticals to podium deck 3 0% 6-6-13 6-11-13 

1486 Form deck 5 0% 6-11-13 6-18-13 
 1487 Plumbing rough in on deck 2 0% 6-12-13 6-14-13 

1488 HVAC rough in on deck 2 0% 6-12-13 6-14-13 
 1489 Electrical rough in on deck 3 0% 6-12-13 6-17-13 
 1490 Place Rebar 4 0% 6-14-13 6-20-13 
 1491
Prep/Form 2 0% 6-18-13 6-20-13 
 1492 Place and finish concrete deck 1 0% 6-20-13 6-21-13 

Section 8A 
 Actual Work Critical Remaining ... Page 12 of 20 Data Date 3-4-13 
 Remaining Work Milestone 
 Date 3-22-13 








 




 
 Activity ID 

Activity Name 
 Original Duration 
 Duration % Complete 

Start 
 Finish 
 J F A M J J A S O N D J F A M J J

 1493 Columns/Verticals to podium deck 3 0% 6-11-13 6-14-13 

1494 Form deck 5 0% 6-18-13 6-25-13 
 1495 Plumbing rough in on deck 2 0% 6-19-13 6-21-13 

1496 HVAC rough in on deck 2 0% 6-19-13 6-21-13 
 1497 Electrical rough in on deck 3 0% 6-19-13 6-24-13 
 1498 Place Rebar 4 0% 6-21-13 6-27-13 
 1499
Prep/Form 2 0% 6-25-13 6-27-13 
 1500 Place and finish concrete deck 1 0% 6-27-13 6-28-13 

Porte Cochere 
 1501 Grade Beams/footings 1 0% 6-6-13 6-7-13 
 1573
Form SOG 10 0% 6-28-13 7-12-13 
 1574 Plumbing rough in SOG 4 0% 6-28-13 7-4-13 

1575 Electrical rough in SOG 4 0% 7-1-13 7-5-13 
 1576 Vapor Barrier SOG 1 0% 7-5-13 7-8-13 
 1577
Reinforcing for SOG 5 0% 7-8-13 7-15-13 
 1578 Pour/Finish SOG 1 0% 7-15-13 7-16-13 

Section 1B 
 1509 Columns/Verticals to podium deck 3 0% 4-1-13 4-3-13 
 1510 Form deck 8 0% 4-5-13 4-16-13 
 1511 Plumbing
rough in on deck 2 0% 4-10-13 4-11-13 
 1512 HVAC rough in on deck 2 0% 4-10-13 4-11-13 

1513 Electrical rough in on deck 3 0% 4-10-13 4-12-13 

1514 Place Rebar 4 0% 4-12-13 4-17-13 
 1515 Prep/Form 3 0% 4-17-13 4-19-13 
 1516 Place
and finish concrete deck 1 0% 4-22-13 4-22-13 
 Section 2B 

1517 Columns/Verticals to podium deck 3 0% 4-4-13 4-8-13 

1518 Form deck 8 0% 4-17-13 4-26-13 
 1519 Plumbing rough in on deck 2 0% 4-22-13 4-23-13 

1520 HVAC rough in on deck 2 0% 4-22-13 4-23-13 
 Actual Work Critical Remaining... Page 13 of 20 Data Date 3-4-13 
 Remaining Work Milestone Date 3-22-13 







 




 
 Activity ID 

Activity Name 
 Original Duration 
 Duration % Complete 

Start 
 Finish 
 J F A M J J A S O N D J F A M J J

 1521 Electrical rough in on deck 3 0% 4-22-13 4-24-13 

1522 Place Rebar 4 0% 4-24-13 4-29-13 
 1523 Prep/Form 3 0% 4-29-13 5-1-13 
 1524 Place and
finish concrete deck 1 0% 5-2-13 5-2-13 
 Section 3B 

1525 Columns/Verticals to podium deck 3 0% 4-9-13 4-11-13 

1526 Form deck 5 0% 4-29-13 5-3-13 
 1527 Plumbing rough in on deck 2 0% 4-30-13 5-1-13 

1528 HVAC rough in on deck 2 0% 4-30-13 5-1-13 
 1529 Electrical rough in on deck 3 0% 4-30-13 5-2-13 
 1530 Place Rebar 4 0% 5-2-13 5-7-13 
 1531
Prep/Form 2 0% 5-6-13 5-7-13 
 1532 Place and finish concrete deck 1 0% 5-8-13 5-8-13 

Section 4B 
 1533 Columns/Verticals to podium deck 3 0% 4-12-13 4-16-13 
 1534 Form deck 5 0% 5-6-13 5-10-13 
 1535 Plumbing
rough in on deck 2 0% 5-7-13 5-8-13 
 1536 HVAC rough in on deck 2 0% 5-7-13 5-8-13 

1537 Electrical rough in on deck 3 0% 5-7-13 5-9-13 

1538 Place Rebar 4 0% 5-9-13 5-14-13 
 1539 Prep/Form 2 0% 5-13-13 5-14-13 
 1540 Place
and finish concrete deck 1 0% 5-15-13 5-15-13 
 Section 5B 

1541 Columns/Verticals to podium deck 3 0% 4-17-13 4-19-13 

1542 Form deck 5 0% 5-13-13 5-17-13 
 1543 Plumbing rough in on deck 2 0% 5-14-13 5-15-13 

1544 HVAC rough in on deck 2 0% 5-14-13 5-15-13 
 1545 Electrical rough in on deck 3 0% 5-14-13 5-16-13 
 1546 Place Rebar 4 0% 5-16-13 5-21-13 
 1547
Prep/Form 2 0% 5-20-13 5-21-13 
 Actual Work Critical Remaining... Page 14 of 20 Data Date 3-4-13 

Remaining Work Milestone Date 3-22-13 







 




 
 Activity ID 

Activity Name 
 Original Duration 
 Duration % Complete 

Start 
 Finish 
 J F A M J J A S O N D J F A M J J

 1548 Place and finish concrete deck 1 0% 5-22-13 5-22-13 

Section 6B 
 1549 Columns/Verticals to podium deck 3 0% 4-22-13 4-24-13 
 1550 Form deck 5 0% 5-20-13 5-24-13 
 1551 Plumbing
rough in on deck 2 0% 5-21-13 5-22-13 
 1552 HVAC rough in on deck 2 0% 5-21-13 5-22-13 

1553 Electrical rough in on deck 3 0% 5-21-13 5-23-13 

1554 Place Rebar 4 0% 5-23-13 5-28-13 
 1555 Prep/Form 2 0% 5-27-13 5-28-13 
 1556 Place
and finish concrete deck 1 0% 5-29-13 5-29-13 
 Section 7B 

1557 Columns/Verticals to podium deck 3 0% 4-25-13 4-29-13 

1558 Form deck 5 0% 5-27-13 5-31-13 
 1559 Plumbing rough in on deck 2 0% 5-28-13 5-29-13 

1560 HVAC rough in on deck 2 0% 5-28-13 5-29-13 
 1561 Electrical rough in on deck 3 0% 5-28-13 5-30-13 
 1562 Place Rebar 4 0% 5-30-13 6-4-13 
 1563
Prep/Form 2 0% 6-3-13 6-4-13 
 1564 Place and finish concrete deck 1 0% 6-5-13 6-5-13 

Section 8B 
 1565 Columns/Verticals to podium deck 3 0% 6-14-13 6-19-13 
 1566 Form deck 5 0% 6-25-13 7-2-13 
 1567 Plumbing
rough in on deck 2 0% 6-26-13 6-28-13 
 1568 HVAC rough in on deck 2 0% 6-26-13 6-28-13 

1569 Electrical rough in on deck 3 0% 6-26-13 7-1-13 

1570 Place Rebar 4 0% 6-28-13 7-4-13 
 1571 Prep/Form 2 0% 7-2-13 7-4-13 
 1572 Place and
finish concrete deck 1 0% 7-4-13 7-5-13 
 Steel Seq. 11 

1579 Produce shop drawings 15 0% 3-18-13* 4-5-13 
 1595 Shop drawing approvals 5 0% 4-8-13 4-12-13 

Actual Work 
 Remaining Work 
 Critical Remaining... 

Milestone 
 Page 15 of 20 
 Data Date 3-4-13 

Date 3-22-13 







 




 
 Activity ID 

Activity Name 
 Original Duration 
 Duration % Complete 

Start 
 Finish 
 J F A M J J A S O N D J F A M J J

 1596 Scrub/program 10 0% 4-15-13 4-26-13 

1597 Procure/Fabricate steel 32 0% 4-29-13 6-11-13 

1598 Delivery/unload/shake out 2 0% 6-12-13 6-13-13 

1599 Erect Steel 3 0% 6-14-13 6-18-13 
 1600 Bolt/ Detail/ Deck 3 0% 6-19-13 6-21-13 

Steel Seq. 12 
 1601 Produce shop drawings 15 0% 3-18-13 4-5-13 

1602 Shop drawing approvals 5 0% 4-8-13 4-12-13 
 1603 Scrub/program 10 0% 4-15-13 4-26-13 
 1604
Procure/Fabricate steel 35 0% 4-29-13 6-14-13 
 1605 Delivery/unload/shake out 2 0% 6-17-13 6-18-13 

1606 Erect Steel 4 0% 6-19-13 6-24-13 
 1607 Bolt/ Detail/ Deck 4 0% 6-25-13 6-28-13 

Steel Seq. 13 
 1608 Produce shop drawings 20 0% 3-18-13 4-12-13 

1609 Shop drawing approvals 5 0% 4-15-13 4-19-13 
 1610 Scrub/program 10 0% 4-22-13 5-3-13 
 1611
Procure/Fabricate steel 34 0% 5-6-13 6-20-13 
 1612 Delivery/unload/shake out 2 0% 6-21-13 6-24-13 

1613 Erect Steel 4 0% 6-25-13 6-28-13 
 1614 Bolt/ Detail/ Deck 5 0% 7-1-13 7-5-13 
 Steel
Seq. 14 
 1615 Produce shop drawings 25 0% 3-18-13 4-19-13 

1616 Shop drawing approvals 5 0% 4-22-13 4-26-13 
 1617 Scrub/program 10 0% 4-29-13 5-10-13 
 1618
Procure/Fabricate steel 32 0% 5-13-13 6-25-13 
 1619 Delivery/unload/shake out 3 0% 6-26-13 6-28-13 

1620 Erect Steel 5 0% 7-1-13 7-5-13 
 1621 Bolt/ Detail/ Deck 5 0% 7-8-13 7-12-13 
 Steel
Seq. 15 
 1622 Produce shop drawings 30 0% 3-18-13 4-26-13 

Actual Work 
 Remaining Work 
 Critical Remaining... 

Milestone 
 Page 16 of 20 
 Data Date 3-4-13 

Date 3-22-13 







 




 
 Activity ID 

Activity Name 
 Original Duration 
 Duration % Complete 

Start 
 Finish 
 J F A M J J A S O N D J F A M J J

 1623 Shop drawing approvals 5 0% 4-29-13 5-3-13 

1624 Scrub/program 10 0% 5-6-13 5-17-13 
 1625 Procure/Fabricate steel 31 0% 5-20-13 7-1-13 

1626 Delivery/unload/shake out 4 0% 7-2-13 7-5-13 
 1627 Erect Steel 5 0% 7-8-13 7-12-13 
 1628 Bolt/
Detail/ Deck 5 0% 7-15-13 7-19-13 
 Steel Seq. 16 

1629 Produce shop drawings 30 0% 3-25-13 5-3-13 
 1630 Shop drawing approvals 5 0% 5-6-13 5-10-13 

1631 Scrub/program 10 0% 5-13-13 5-24-13 
 1632 Procure/Fabricate steel 34 0% 5-27-13 7-11-13 

1633 Delivery/unload/shake out 2 0% 7-12-13 7-15-13 

1634 Erect Steel 4 0% 7-16-13 7-19-13 
 1635 Bolt/ Detail/ Deck 5 0% 7-22-13 7-26-13 

Steel Seq. 17.1 
 1636 Produce shop drawings 30 0% 4-1-13 5-10-13 

1637 Shop drawing approvals 5 0% 5-13-13 5-17-13 
 1638 Scrub/program 10 0% 5-20-13 5-31-13 
 1639
Procure/Fabricate steel 32 0% 6-3-13 7-16-13 
 1640 Delivery/unload/shake out 3 0% 7-17-13 7-19-13 

1641 Erect Steel 7 0% 7-22-13 7-30-13 
 1642 Bolt/ Detail/ Deck 5 0% 7-31-13 8-6-13 
 Steel
Seq. 18 Porte Cohere 
 1643 Produce shop drawings 30 0% 4-8-13 5-17-13 

1644 Shop drawing approvals 5 0% 5-20-13 5-24-13 
 1645 Scrub/program 10 0% 5-27-13 6-7-13 
 1646
Procure/Fabricate steel 34 0% 6-10-13 7-25-13 
 1647 Delivery/unload/shake out 2 0% 7-26-13 7-29-13 

1648 Erect Steel 4 0% 7-30-13 8-2-13 
 1649 Bolt/ Detail/ Deck 5 0% 8-5-13 8-9-13 
 Steel
Seq. 21 
 Actual Work 
 Remaining Work 
 Critical Remaining ... 

Milestone 
 Page 17 of 20 
 Data Date 3-4-13 

Date 3-22-13 







 




 
 Activity ID 

Activity Name 
 Original Duration 
 Duration % Complete 

Start 
 Finish 
 J F A M J J A S O N D J F A M J J

 1650 Produce shop drawings 20 0% 3-18-13 4-12-13 

1651 Shop drawing approvals 5 0% 4-15-13 4-19-13 
 1652 Scrub/program 10 0% 4-22-13 5-3-13 
 1653
Procure/Fabricate steel 31 0% 5-6-13 6-17-13 
 1654 Delivery/unload/shake out 3 0% 6-18-13 6-20-13 

1655 Erect Steel 7 0% 6-21-13 7-1-13 
 1656 Bolt/ Detail/ Deck 6 0% 7-2-13 7-9-13 
 Steel
seq. 21.1 Operable Partition Framing 
 1657 Produce shop drawings 20 0% 3-18-13 4-12-13 

1658 Shop drawing approvals 5 0% 4-15-13 4-19-13 
 1659 Scrub/program 10 0% 4-22-13 5-3-13 
 1660
Procure/Fabricate steel 39 0% 5-6-13 6-27-13 
 1661 Delivery/unload/shake out 2 0% 6-28-13 7-1-13 

1662 Erect Steel 4 0% 7-2-13 7-5-13 
 1663 Bolt/ Detail/ Deck 2 0% 7-8-13 7-9-13 
 Steel
Seq. 22 
 1664 Produce shop drawings 20 0% 3-25-13 4-19-13 

1665 Shop drawing approvals 5 0% 4-22-13 4-26-13 
 1666 Scrub/program 10 0% 4-29-13 5-10-13 
 1667
Procure/Fabricate steel 34 0% 5-13-13 6-27-13 
 1668 Delivery/unload/shake out 2 0% 6-28-13 7-1-13 

1669 Erect Steel 2 0% 7-2-13 7-3-13 
 1670 Bolt/ Detail/ Deck 3 0% 7-10-13 7-12-13 

Steel Seq. 23 
 1671 Produce shop drawings 20 0% 4-1-13 4-26-13 

1672 Shop drawing approvals 5 0% 4-29-13 5-3-13 
 1673 Scrub/program 10 0% 5-6-13 5-17-13 
 1674
Procure/Fabricate steel 31 0% 5-20-13 7-1-13 
 1675 Delivery/unload/shake out 2 0% 7-2-13 7-3-13 

1676 Erect Steel 4 0% 7-4-13 7-9-13 
 Actual Work 
 Remaining Work 

Critical Remaining ... 
 Milestone 
 Page 18 of 20 

Data Date 3-4-13 
 Date 3-22-13 







 




 
 Activity ID 

Activity Name 
 Original Duration 
 Duration % Complete 

Start 
 Finish 
 J F A M J J A S O N D J F A M J J

 1677 Bolt/ Detail/ Deck 3 0% 7-15-13 7-17-13 

Steel Seq.. 24 
 1678 Produce shop drawings 20 0% 4-8-13 5-3-13 

1679 Shop drawing approvals 5 0% 5-6-13 5-10-13 
 1680 Scrub/program 10 0% 5-13-13 5-24-13 
 1681
Procure/Fabricate steel 29 0% 5-27-13 7-4-13 
 1682 Delivery/unload/shake out 2 0% 7-5-13 7-8-13 

1683 Erect Steel 2 0% 7-10-13 7-11-13 
 1684 Bolt/ Detail/ Deck 4 0% 7-18-13 7-23-13 

Steel Seq. 25 
 1685 Produce shop drawings 20 0% 4-22-13 5-17-13 

1686 Shop drawing approvals 5 0% 5-20-13 5-24-13 
 1687 Scrub/program 10 0% 5-27-13 6-7-13 
 1688
Procure/Fabricate steel 23 0% 6-10-13 7-10-13 
 1689 Delivery/unload/shake out 1 0% 7-11-13 7-11-13 

1690 Erect Steel 3 0% 7-12-13 7-16-13 
 1691 Bolt/ Detail/ Deck 5 0% 7-24-13 7-30-13 

Steel Seq. 17 
 1692 Produce shop drawings 20 0% 4-15-13 5-10-13 

1693 Shop drawing approvals 5 0% 5-13-13 5-17-13 
 1694 Scrub/program 10 0% 5-20-13 5-31-13 
 1695
Procure/Fabricate steel 28 0% 6-3-13 7-10-13 
 1696 Delivery/unload/shake out 3 0% 7-11-13 7-15-13 

1697 Erect Steel 4 0% 7-17-13 7-22-13 
 1698 Bolt/ Detail/ Deck 4 0% 7-31-13 8-5-13 
 Steel
Seq. 26 Canopy and Padock 
 1699 Produce shop drawings 20 0% 4-22-13 5-17-13 

1700 Shop drawing approvals 5 0% 5-20-13 5-24-13 
 1701 Scrub/program 10 0% 5-27-13 6-7-13 
 1702
Procure/Fabricate steel 23 0% 6-10-13 7-10-13 
 1703 Delivery/unload/shake out 3 0% 7-11-13 7-15-13 

Actual Work 
 Remaining Work 
 Critical Remaining ... 

Milestone 
 Page 19 of 20 
 Data Date 3-4-13 

Date 3-22-13 







 




 
 Activity ID 

Activity Name 
 Original Duration 
 Duration % Complete 

Start 
 Finish 
 J F A M J J A S O N D J F A M J J

 1704 Erect Steel 
 4 
 0% 

7-23-13 
 7-26-13 
 1705 Bolt/ Detail/ Deck 

4 
 0% 
 7-29-13 

8-1-13 
 Actual Work 
 Remaining Work 

Critical Remaining ... 
 Milestone 
 Page 20 of 20 

Data Date 3-4-13 
 Date 3-22-13 







 EXHIBIT C 
 CONTRACTOR’S PERSONNEL 







 EXHIBIT C 
 CONTRACTOR’S PERSONNEL 
 Pre-approved Reimbursable Contractor’s Personnel On
site 
 Accounting Clerk - TBD 
 Document Control Clerk - Cindy Johnson 
 Project Executive - Stan Wielgosz

 Project Executive - Steve L’Hommedieu 
 Senior Project Manager - Jere Sheehan 
 Project Manager (Finishes) - TBD

 Assistant Project Manager (MEP) - TBD 
 Assistant Project Manager (Site/Track) - Gavin Ackermann 
 Assistant Project
Manager (Core & Shell) - TBD 
 General Superintendent - Marvin Chapman 

Superintendent (Core & Shell) - Art Petrucci 
 Superintendent (Site/Track) - Jack Holecz 
 Site Safety Professional - Kurt Gore

 Senior Project Manager (Compressed Schedule) - Scott J. Davis 

Superintendent (Compressed Schedule) - TBD 
 Designer / Expeditor - TBD 
 Pre-Approved Reimbursable Contractor’s Personnel Off Site

 Scheduling Personnel 
 Purchasing Personnel 
 Accounting Personnel 

Estimating Personnel 
 IT Personnel 
 Safety / Quality Personnel 

 

	**	Personnel may be added or deleted subject to Owner’s approval; such approval shall not be unreasonably withheld. 


	**	Rates to be provided to Owner under separate document and shall be subject to audit verification. 








 EXHIBIT D 
 CONTRACTOR’S OWNED EQUIPMENT 
 WITH RENTAL RATES 







 EXHIBIT E 
 DRAWING LOG 







 EXHIBIT E 
 PM Drawing Log 
  

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y


 Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: ARCHITECT ARCHITECTUAL DRAWINGS 
  

															
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

	 A0.03
	 	 GENERAL NOTES, ABBREVIATION & LEGEND
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A0.08
	 	 WALL TYPES
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A0.09
	 	 WALLY TYPES
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A1.00
	 	 OVERALL SITE PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A1.01
	 	 ENLARGED PARTIAL SITE PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A1.02
	 	 ENLARGED PARTIAL SITE PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A1.03
	 	 ENLARGED PARTIAL SITE PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A1.40
	 	 EGRESS PLAN-SERVICE LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A1.41
	 	 EGRESS PLAN- CASINO LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A1.42
	 	 EGRESS PLAN- MEZZANINE LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A5.01
	 	 BUILDING ELEVATIONS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A6.01
	 	 EXTERIOR BUILDING SECTIONS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A6.02
	 	 EXTERIOR BUILDING SECTIONS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A6.03
	 	 EXTERIOR BUILDING SECTIONS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A6.04
	 	 EXTERIOR BUILDING SECTIONS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A6.05
	 	 EXTERIOR BUILDING SECTIONS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A6.06
	 	 EXTERIOR BUILDING SECTIONS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A6.11
	 	 WALL SECTIONS
	  	01/28/13	  	IFC - Issued for Construction	  	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 1	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

								
		 		  		  		  		  	-	  		  	
	 A6.12
	 	 WALL SECTIONS
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	
	 A6.13
	 	 WALL SECTIONS
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	
	 A6.14
	 	 WALL SECTIONS
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	
	 A7.01
	 	 STAIR PLANS AND SECTIONS
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	
	 A7.02
	 	 STAIR PLANS AND SECTIONS
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	
	 A7.03
	 	 STAIR PLANS AND SECTIONS
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	
	 A7.04
	 	 STAIR PLANS AND SECTIONS
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	
	 A7.05
	 	 STAIR PLANS AND SECTIONS
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	
	 A7.11
	 	 RAMP PLANS AND SECTIONS
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	
	 A7.21
	 	 ELEVATOR PLANS AND SECTIONS
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	
	 A7.22
	 	 ELEVATOR PLANS AND SECTIONS
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	
	 A7.23
	 	 ELEVATOR PLANS AND SECTIONS
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	
	 A8.51
	 	 MISCELLANEOUS DETAILS
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	
	 A8.52
	 	 MISCELLANEOUS DETAILS
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	
	 A2.00C
	 	 ORIENTATION FLOOR PLAN- CASINO LEVEL
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	
	 A2.00M
	 	 ORIENTATION ROOF PLAN- MEZZANINE LEVEL
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	
	 A2.00R
	 	 ORIENTATION PLAN- ROOF LEVEL
	  	01/28/13	  	 IFC - Issued for Construction
	  	N
								
		 		  		  		  		  	-	  		  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 2	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date

Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

	 A2.00S
	 	 ORIENTATION FLOOR PLAN- SERVICE LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.01C
	 	 AREA A- FLOOR PLAN- CASINO LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.01M
	 	 AREA A- FLOOR PLAN- MEZZANINE LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.01R
	 	 AREA A- ROOF PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.01S
	 	 AREA A- FLOOR PLAN-SERVICE LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.02C
	 	 AREA B- FLOOR PLAN- CASINO LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.02M
	 	 AREA B- FLOOR PLAN- MEZZANINE LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.02R
	 	 AREA B- ROOF PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.02S
	 	 AREA B- FLOOR PLAN- SERVICE LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.03C
	 	 AREA C- FLOOR PLAN- CASINO LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.03M
	 	 AREA C- FLOOR PLAN- MEZZANINE LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.03R
	 	 AREA C- ROOF PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.03S
	 	 AREA C- FLOOR PLAN- SERVICE LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.04C
	 	 AREA D- FLOOR PLAN- CASINO LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.04M
	 	 AREA D- FLOOR PLAN- MEZZANINE LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.04R
	 	 AREA D- ROOF PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.04S
	 	 AREA D- FLOOR PLAN- SERVICE LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A2.05C
	 	 AREA E- FLOOR PLAN- CASINO LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 3	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date

Revision
	  	 Signed
Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

					
	 A2.05M
	 	 AREA E- FLOOR PLAN- MEZZANINE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A2.05R
	 	 AREA E- ROOF PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A2.05S
	 	 AREA E- FLOOR PLAN- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A2.06C
	 	 AREA F- FLOOR PLAN- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A2.06M
	 	 AREA F- FLOOR PLAN- MEZZANINE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A2.06R
	 	 AREA F- ROOF PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A2.06S
	 	 AREA F- FLOOR PLAN- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A2.07C
	 	 AREA G- FLOOR PLAN- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A2.07R
	 	 AREA G- ROOF PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A2.07S
	 	 AREA G- FLOOR PLAN- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.00C
	 	 ORIENTATION RCP- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.00S
	 	 ORIENTATION RCP- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.01C
	 	 AREA A- REFLECTED CEILING PLAN- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.01S
	 	 AREA A- REFLECTED CEILING PLAN- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.02C
	 	 AREA B- REFLECTED CEILING PLAN- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.02S
	 	 AREA B- REFLECTED CEILING PLAN- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.03C
	 	 AREA C- REFLECTED CEILING PLAN- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.03S
	 	 AREA C- REFLECTED CEILING PLAN- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 4	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date

Revision
	  	 Signed
Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

					
	 A3.04C
	 	 AREA D- REFLECTED CEILING PLAN- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.04S
	 	 AREA D- REFLECTED CEILING PLAN- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.05C
	 	 AREA E- REFLECTED CEILING PLAN- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.05S
	 	 AREA E- REFLECTED CEILING PLAN- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.06C
	 	 AREA F- REFLECTED CEILING PLAN- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.06S
	 	 AREA F- REFLECTED CEILING PLAN- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.07C
	 	 AREA G- REFLECTED CEILING PLAN- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.07S
	 	 AREA G- REFLECTED CEILING PLAN- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A2.010C
	 	 SLAB PLAN- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A2.010M
	 	 SLAB PLAN- MEZZANINE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A2.010S
	 	 SLAB PLAN- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A2.5.100
	 	 CASINO ORIENTATION PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A2.5.900
	 	 BOH ORIENTATION PLAN- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A2.5.920
	 	 BOH ORIENTATION PLAN- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.5.100
	 	 CASINO REFLECTED CEILING ORIENTATION PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.5.101
	 	 CASINO AREA A- REFLECTED CEILING PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.5.102
	 	 CASINO AREA B- REFLECTED CEILING PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
								
		 		  		  		  		  	-	  		  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 5	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

	 A3.5.103
	 	 CASINO AREA C- REFLECTED CEILING PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
	 A3.5.200
	 	 STADIUM- REFLECTED CEILING PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.5.300
	 	 BUFFET- REFLECTED CEILING PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.5.400
	 	 STEAKHOUSE- REFLECTED CEILING PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.5.600
	 	 OTB- REFLECTED CEILING PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.5.900
	 	 BOH- RC ORIENTATION PLAN- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.5.901
	 	 BOH- AREA A- RCP- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.5.902
	 	 BOH- AREA B- RCP- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.5.910
	 	 BOH- RC ORIENTATION PLAN- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.5.911
	 	 BOH- AREA B- RCP- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.5.912
	 	 BOH- AREA C- RCP- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A3.5.920
	 	 BOH- RCP- MEZZANINE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A4.5.100
	 	 CASINO AREA A- PLANS
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A4.5.101
	 	 CASINO AREA B- PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A4.5.102
	 	 CASINO AREA C- PLANS
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A4.5.200
	 	 STADIUM- FLOOR FINISH & KEY ELEVATIONS PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A4.5.201
	 	 STADIUM- FURNITURE PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A4.5.300
	 	 BUFFET- FLOOR FINISH & KEY ELEVATIONS PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 6	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

		 		  	-	  		  	
	 A4.5.301
	 	 BUFFET- FURNITURE PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A4.5.400
	 	 STEAKHOUSE- FLOOR FINISH & KEY ELEVATIONS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 A4.5.401
	 	 STEAKHOUSE- FURNITURE PLAN
	  	01/28/13	  	IFC -Issued for Construction	  	N
					
		 		  	-	  		  	
	 A4.5.500
	 	 PUBLIC RESTROOMS 1- PLANS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
	 A4.5.501
	 	 PUBLIC RESTROOMS 2- PLANS
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A4.5.502
	 	 PUBLIC RESTROOMS 3- PLANS
	  	-
 01/28/13
	  	IFC -Issued for Construction	  	N
					
	 A4.5.600
	 	 OTB- FLOOR FINISH & KEY ELEVATIONS PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A4.5.601
	 	 OTB- FURNITURE PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A4.5.900
	 	 BOH AREA A- PLANS- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A4.5.901
	 	 BOH AREA B- PLANS- SERVICE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A4.5.910
	 	 BOH AREA A- PLANS- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A4.5.911
	 	 BOH AREA B- PLANS- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A4.5.912
	 	 BOH AREA C- PLANS- CASINO LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 A4.5.920
	 	 BOH- PLANS- MEZZANINE LEVEL
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	

 Drawing Type: CIVIL CIVIL DRAWINGS 
  

															
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

	 T-2
	 	 ENLARGED LAYOUT PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
	 T-3
	 	 ENLARGED LAYOUT PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 7	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: CIVIL CIVIL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

					
	 T-4
	 	 DIRT TRACK PROFILES
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-5
	 	 TURF TRACK PROFILES
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-6
	 	 DETAILS
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-7
	 	 ENLARGED GRADING PLAN - CHUTES
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-8
	 	 DIRT TRACK SECTION- 0+00 TO 2+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-9
	 	 DIRT TRACK SECTION- 3+00 TO 6+00
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-10
	 	 DIRT TRACK SECTION- 6+50 TO 10+00
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-11
	 	 DIRT TRACK SECTION- 10+50 TO 13+00
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-12
	 	 DIRT TRACK SECTION- 13+50 TO 16+00
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-13
	 	 DIRT TRACK SECTION- 16+50 TO 19+00
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-14
	 	 DIRT TRACK SECTION- 19+50 TO 22+00
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-15
	 	 DIRT TRACK SECTION- 22+50 TO 25+00
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-16
	 	 DIRT TRACK SECTION- 25+50 TO 28+00
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-17
	 	 DIRT TRACK SECTION- 28+50 TO 31+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-18
	 	 DIRT TRACK SECTION- 32+00 TO 36+00
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-19
	 	 DIRT TRACK SECTION- 36+50 TO 40+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-1A
	 	 LAYOUT PLAN - EXISTING TOPOGRAPHY
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
		 		  	 -
	  		  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 8	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284 - - 53284 -	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284 - YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: CIVIL CIVIL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

	 T-1B
	 	 LAYOUT PLAN - PROPOSED FACILITY
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
	 T-20
	 	 DIRT TRACK SECTION- 41+00 TO 45+00
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-21
	 	 DIRT TRACK SECTION- 45+50 TO 48+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-22
	 	 TURF TRACK SECTION- 49+00 TO 51+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-23
	 	 TURF TRACK SECTION- 52+00 TO 52+80
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-24
	 	 TURF TRACK SECTION- 0+00 TO 2+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-25
	 	 TURF TRACK SECTION- 3+00 TO 6+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-26
	 	 TURF TRACK SECTION- 7+00 TO 10+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-27
	 	 TURF TRACK SECTION- 11+00 TO 13+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-28
	 	 TURF TRACK SECTION- 14+00 TO 16+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-29
	 	 TURF TRACK SECTION- 17+00 TO 19+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-30
	 	 TURF TRACK SECTION- 20+00 TO 23+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-31
	 	 TURF TRACK SECTION- 23+50 TO 26+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-32
	 	 TURF TRACK SECTION- 27+00 TO 30+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-33
	 	 TURF TRACK SECTION- 31+00 TO 35+00
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-34
	 	 TURF TRACK SECTION- 35+50 TO 39+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-35
	 	 TURF TRACK SECTION- 40+00 TO 42+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 T-36
	 	 TURF TRACK SECTION- 43+00 TO 45+50
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 9	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: CIVIL CIVIL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

					
	 T-37
	 	 TURF TRACK SECTION- 46+00 TO 46+20
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CD1.01
	 	 PHASE 1 DEMOLITION PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CD1.02
	 	 PHASE 1 DEMOLITION PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CME1.01
	 	 TITLE SHEET
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CME1.02
	 	 GENERAL NOTES AND MASTER LEGEND
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CME1.03
	 	 DETAILS
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CME1.04
	 	 RETAINING WALL DETAILS
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CME1.05
	 	 EXISTING CONDITIONS AND DEMOLITION PLAN- WEST
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CME1.06
	 	 EXISTING CONDITIONS AND DEMOLITION PLAN- EAST
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CME1.07
	 	 PROPOSED TRACK- WEST
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CME1.08
	 	 PROPOSED TRACK- EAST
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CME1.09
	 	 MASS GRADING PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CME1.10
	 	 MASS GRADING PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CME1.11
	 	 MASS GRADING PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CME1.12
	 	 MASS GRADING PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CME1.13
	 	 MASS GRADING PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CME1.14
	 	 MASS GRADING PLAN
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N
					
	 CME1.15
	 	 STORM SEWER PROFILES
	  	-
 01/28/13
	  	IFC - Issued for Construction	  	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 10	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt









 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y


 Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: CIVIL CIVIL DRAWINGS 

															
	  
 Drawing
	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

					
		 		  	-	  		  	
	 CME1.16
	 	 STORM SEWER PROFILES
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CME1.17
	 	 STORM SEWER PROFILES CP
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CME1.18
	 	 STORM SEWER PROFILES CP
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CME1.19
	 	 EROSION CONTROL NOTES AND DETAILS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.01
	 	 TITLE SHEET
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.02
	 	 GENERAL NOTES
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.03
	 	 SITE CONSTRUCTION DETAILS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.04
	 	 SITE CONSTRUCTION PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1. 05
	 	 SITE CONSTRUCTION PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.06
	 	 SITE CONSTRUCTION PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.07
	 	 SITE CONSTRUCTION PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.08
	 	 SITE CONSTRUCTION PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.09
	 	 SITE CONSTRUCTION PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.10
	 	 SITE CONSTRUCTION PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.11
	 	 UTILITY PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.12
	 	 UTILITY PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.13
	 	 STORM DAMAGE GRADING PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 11	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: CIVIL CIVIL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

	 CSC1.14
	 	 STORM DAMAGE GRADING PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.15
	 	 STORM DAMAGE GRADING PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.16
	 	 STORM DAMAGE GRADING PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.17
	 	 STORM DAMAGE GRADING PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.18
	 	 STORM DAMAGE GRADING PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.19
	 	 GRADING DETAILS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.20
	 	 GRADING DETAILS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.21
	 	 GRADING DETAILS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 CSC1.22
	 	 MANURE STORAGE PAD DETAILS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	
	Drawing Type: COV SHEET COVER SHEET
						
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

	 A0.01
	 	 COVER SHEET
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	
	Drawing Type: ELECTRICAL ELECTRICAL DRAWINGS
						
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

	 E0.00
	 	 SYMBOL LIST AND GENERAL NOTES
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E0.01
	 	 NOTES, FEEDER, AND TRANSFORMER SCHEDULE
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E0.02
	 	 FLOOR DUCT DIAGRAMS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E0.04
	 	 PANEL SCHEDULES- NORMAL
	  	01/28/13	  	IFC - Issued for Construction	  	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 12	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date

Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d
Date	  	  
	  	 Distribution Notes
	  	  

					
		 		  	-	  		  	
	 E0.05
	 	 PANEL SCHEDULES- NORMAL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E0.06
	 	 PANEL SCHEDULES- NORMAL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E0.07
	 	 PANEL SCHEDULES- EMERGENCY
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E0.08
	 	 PANEL SCHEDULES- STANDBY
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E0.09
	 	 PANEL SCHEDULES- STANDBY
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E0.10
	 	 SINGLE LINE DIAGRAM- NORMAL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E0.11
	 	 SINGLE LINE DIAGRAM- NORMAL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E0.12
	 	 SINGLE LINE DIAGRAM- EMERGENCY- STANDBY
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E0.13
	 	 SINGLE LINE DIAGRAM- STANDBY
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E1.01
	 	 ENLARGED PARTIAL ELECTRICAL SITE PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E4.00
	 	 ENLARGED ELECTRICAL ROOM PLANS- CASINO LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E4.01
	 	 ENLARGED ELECTRICAL ROOM PLANS- MEZZ LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E2.00C
	 	 CASINO LEVEL ELECTRICAL OVERVIEW PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E2.00M
	 	 MEZZANINE LEVEL ELECTRICAL OVERVIEW PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 LV0.00
	 	 SYMBOL LIST AND GENERAL NOTES
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 LV1.01
	 	 ENLARGED PARTIAL LOW VOLTAGE SITE PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 LV4.00
	 	 ENLARGED IDF ROOM PLANS- MEZZANINE LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 13	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date

Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d
Date	  	  
	  	 Distribution Notes
	  	  

	 LV4.01
	 	 ENLARGED IDF ROOM PLANS- MEZZANINE LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 LV7.00
	 	 TR BACKBONE RISER DIAGRAM
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 E2.00CF
	 	 CASINO LEVEL FLOOR DUCT PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 LV2.00C
	 	 CASINO LEVEL LOW VOLTAGE OVERVIEW PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 LV2.00M
	 	 MEZZANINE LEVEL LOW VOLTAGE OVERVIEW PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 LV2.00CF
	 	 CASINO LEVEL FLOOR DUCT PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	
	Drawing Type: FOOD SERV FOOD SERVICE DRAWINGS
						
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

	 0FS0.1
	 	 SERVICE LEVEL MASTER PLAN- WAREHOUSE
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 0FS1.0
	 	 SERVICE LEVEL- RECEIVING DOCK EQUIPMENT PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 1FS0.1
	 	 CASINO MASTER PLAN AND INDEX
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 1FS0.2
	 	 CASINO MASTER PLAN- WAREHOUSE
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 1FS0.3
	 	 MASTER PLAN- CASINO LEVEL
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 1FS0.4
	 	 MASTER PLAN- STADIUM RESTAURANT
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 1FS1.0
	 	 WAREHOUSE- EQUIPMENT PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 1FS2.0
	 	 CASINO LEVEL- EDR, MAIN KCHN, DISHWASH, BAKE & PASTRY EQUIP
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 1FS3.0
	 	 CASINO LEVEL- BUFFET SERVERY EQUIPMENT PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 1FS4.0
	 	 CASINO LEVEL- STADIUM RESTAURANT EQUIPMENT PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 14	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date

Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d
Date	  	  
	  	 Distribution Notes
	  	  

					
		 		  	-	  		  	
	 1FS5.0
	 	 CASINO LEVEL- STEAKHOUSE EQUIPMENT PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 1FS6.0
	 	 CASINO LEVEL- GRAB-N-GO SERVICE BARS & LOUNGE BAR EQUIP PLN
	  	 01/28/13
	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 1FS7.0
	 	 CASINO LEVEL- CASINO SERVICE BARS & LOUNGE BAR EQUIP PLN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 1FS8.0
	 	 CASINO LEVEL- OTB & GRANDSTAND CONCESSION EQUIP PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	
	Drawing Type: INDEX INDEX
						
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

	 A0.02
	 	 SHEET INDEX CODE ANALISYS & VACINITY MAP
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	
	Drawing Type: MECH/HVAC MECHANICAL/HVAC DRAWINGS
						
	Drawing	  	 	  	 	  	Issued Date	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	  	  
	  	 Distribution Notes
	  	  

	 M0.00
	 	 SYMBOL LIST ABBREVIATIONS, AND SPECIFICATIONS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 M0.01
	 	 MECHANICAL SCHEDULES
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 M0.05
	 	 MECHANICAL DIAGRAMS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 M0.06
	 	 MECHANICAL DIAGRAMS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 M0.07
	 	 MECHANICAL DIAGRAMS
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 M2.00C
	 	 CASINO LEVEL MECHANICAL OVERVIEW PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 M2.00M
	 	 MEZZANINE LEVEL MECHANICAL OVERVIEW PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N
					
		 		  	-	  		  	
	 M2.00R
	 	 ROOF LEVEL MECHANICAL OVERVIEW PLAN
	  	01/28/13	  	IFC - Issued for Construction	  	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 15	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: MECH/HVAC MECHANICAL/HVAC DRAWINGS 
  


																			
	Drawing	  	 	  	 	 	  	Issued Date	 	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	 	  	  
	 	  	 Distribution Notes
	  	  

					
		 			  	 	-	  	  		  	
	 M2.00S
	 	 SERVICE LEVEL MECHANICAL OVERVIEW PLAN
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	
	Drawing Type: PLUMBING PLUMBING DRAWINGS
						
	Drawing	  	 	  	 	 	  	Issued Date	 	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	 	  	  
	 	  	 Distribution Notes
	  	  

	 P0.00
	 	 SYMBOL LIST ABBREVIATIONS, AND SPECIFICATIONS
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 P0.01
	 	 PLUMBING SCHEDULES
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 P0.05
	 	 PLUMBING DIAGRAMS
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 P1.00
	 	 PLUMBING OVERVIEW PLAN
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 P4.00
	 	 ENLARGED PLUMBING PLANS
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 P4.01
	 	 ENLARGED PLUMBING PLANS
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 P2.00C
	 	 CASINO LEVEL PLUMBING OVERVIEW PLAN
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 P2.00M
	 	 MEZZANINE LEVEL PLUMBING OVERVIEW PLAN
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 P2.00R
	 	 ROOF LEVEL PLUMBING OVERVIEW PLAN
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 P2.00S
	 	 SERVICE LEVEL PLUMBING OVERVIEW PLAN
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	
	Drawing Type: STRUC STRUCTURAL DRAWINGS
						
	Drawing	  	 	  	 	 	  	Issued Date	 	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	 	  	  
	 	  	 Distribution Notes
	  	  

	 S0-01
	 	 STRUCTURAL COVER SHEET
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER PACKAGE REV
	  	 	02/22/13	  	  	 	IFC - Issued for Construction	  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 16	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: STRUC STRUCTURAL DRAWINGS 
  


																			
	Drawing	  	 	  	 	 	  	Issued Date	 	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	 	  	  
	 	  	 Distribution Notes
	  	  

		 		  	 4  MILL ORDER PACKAGE REV 2
	  	 	03/06/13	  	  	 	IFC - Issued for Construction	  	
	 S0.02
	 	 STRUCTURAL COVER SHEET 2
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
	 S3.01
	 	 PILE AND PILE CAP DETAIL
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 S3.02
	 	 PILE CAP DETAIL
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
						
	 S3.40
	 	 STEEL FRAME ELEVATIONS
	  				  	 	02/11/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER REV
	  	 	02/22/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER PACKAGE REV 2
	  	 	03/06/13	  	  	 	IFC - Issued for Construction	  	
	 S5.01
	 	 CONCRETE DETAILS
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 S6.01
	 	 STEEL DETAILS
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
	 S6.02
	 	 STEEL DETAILS
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
	 S6.03
	 	 STEEL DETAILS
	  				  	 	02/11/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
	 S6.04
	 	 STEEL DETAILS
	  				  	 	02/11/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
	 S6.10
	 	 STEEL DETAILS
	  				  	 	02/11/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
	 S6.11
	 	 STEEL DETAILS
	  				  	 	02/19/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 S6.12
	 	 STEEL DETAILS
	  				  	 	02/19/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  MILL ORDER PACKAGE REV 2
	  	 	03/06/13	  	  	 	IFC - Issued for Construction	  	
	 S2.01C
	 	 FRAMING PLAN- LEVEL 1- AREA “A”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
	 S2.01M
	 	 FRAMING PLAN- MEZZANINE LEVEL- AREA “A”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER PACKAGE REV 2
	  	 	03/06/13	  	  	 	IFC - Issued for Construction	  	
	 S2.01P
	 	 PILE FOUNDATION PLAN AREA “A”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 S2.01R
	 	FRAMING PLAN- ROOF- AREA “A”	  	  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 17	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: STRUC STRUCTURAL DRAWINGS 
  


																			
	Drawing	  	 	  	 	 	  	Issued Date	 	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	 	  	  
	 	  	 Distribution Notes
	  	  

						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER REV
	  	 	02/22/13	  	  	 	IFC - Issued for Construction	  	
	 S2.01S
	 	 FRAMING PLAN- SERVICE LEVEL- AREA “A”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 S2.02C
	 	 FRAMING PLAN- LEVEL 1-AREA “B”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
	 S2.02M
	 	 FRAMING PLAN- MEZZANINE LEVEL- AREA “B”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER PACKAGE REV 2
	  	 	03/06/13	  	  	 	IFC - Issued for Construction	  	
	 S2.02P
	 	 PILE FOUNDATION PLAN AREA “B”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 S2.02R
	 	 FRAMING PLAN- ROOF- AREA “B”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
	 S2.02S
	 	 FRAMING PLAN- SERVICE LEVEL- AREA “B”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 S2.03C
	 	 FRAMING PLAN- LEVEL 1- AREA “C”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER PACKAGE REV
	  	 	02/22/13	  	  	 	IFC - Issued for Construction	  	
	 S2.03M
	 	 FRAMING PLAN- MEZZANINE LEVEL- AREA “C”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER REV
	  	 	02/22/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 4  MILL ORDER PACKAGE REV 2
	  	 	03/06/13	  	  	 	IFC - Issued for Construction	  	
	 S2.03P
	 	 PILE FOUNDATION PLAN AREA “C”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 S2.03R
	 	 FRAMING PLAN- ROOF- AREA “C”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER REV
	  	 	02/22/13	  	  	 	IFC - Issued for Construction	  	
	 S2.03S
	 	 FRAMING PLAN- SERVICE LEVEL- AREA “C”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 S2.04C
	 	 FRAMING PLAN- LEVEL 1- AREA “D”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 18	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: STRUC STRUCTURAL DRAWINGS 
  


																			
	Drawing	  	 	  	 	 	  	Issued Date	 	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	 	  	  
	 	  	 Distribution Notes
	  	  

		 		  	 3  MILL ORDER REV
	  	 	02/22/13	  	  	 	IFC - Issued for Construction	  	
	 S2.04M
	 	 FRAMING PLAN- MEZZANINE LEVEL-AREA “D”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER REV
	  	 	02/22/13	  	  	 	IFC - Issued for Construction	  	
	 S2.04P
	 	 PILE FOUNDATION PLAN AREA “D”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 S2.04R
	 	 FRAMING PLAN- ROOF- AREA “D”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER REV
	  	 	02/22/13	  	  	 	IFC - Issued for Construction	  	
	 S2.04S
	 	 FRAMING PLAN- SERVICE LEVEL- AREA “D”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 S2.05C
	 	 FRAMING PLAN- LEVEL 1- AREA “E”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
	 S2.05M
	 	 FRAMING PLAN- MEZZANINE LEVEL- AREA “E”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
	 S2.05P
	 	 PILE FOUNDATION PLAN AREA “E”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 S2.05R
	 	 FRAMING PLAN- ROOF- AREA “E”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER REV
	  	 	02/22/13	  	  	 	IFC - Issued for Construction	  	
	 S2.05S
	 	 FRAMING PLAN- SERVICE LEVEL- AREA “E”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 S2.06C
	 	 FRAMING PLAN- LEVEL 1- AREA “F”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER REV
	  	 	02/22/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 4  MILL ORDER PACKAGE REV 2
	  	 	03/06/13	  	  	 	IFC - Issued for Construction	  	
	 S2.06M
	 	 FRAMING PLAN- MEZZANINE LEVEL- AREA “F”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER REV
	  	 	02/22/13	  	  	 	IFC - Issued for Construction	  	
	 S2.06P
	 	 PILE FOUNDATION PLAN AREA “F”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 S2.06R
	 	 FRAMING PLAN- ROOF- AREA “F”
	  				  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 19	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

 

					
	Projects: 53284- - 53284-	 	Types: First - Last	 	Drawings: First - Last
	All Dates          	 		 	 Show Revisions: Y



Project: 53284- YATES/PARIC PR RIVER DOWNS; OHIO 
 Drawing Type: STRUC STRUCTURAL DRAWINGS 
  


																			
	Drawing	  	 	  	 	 	  	Issued Date	 	  	Status	  	Revisions
	  
	 	 Sent Date
Revision
	  	 Signed Date
	  	 Sent to Firm
	  	Sent to Contact
Rev’d Date	 	  	  
	 	  	 Distribution Notes
	  	  

						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER REV
	  	 	02/22/13	  	  	 	IFC - Issued for Construction	  	
	 S2.06S
	 	 FRAMING PLAN- SERVICE LEVEL- AREA “F”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 S2.07C
	 	 FRAMING PLAN- LEVEL 1- AREA “G”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER REV
	  	 	02/22/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 4  MILL ORDER PACKAGE REV 2
	  	 	03/06/13	  	  	 	IFC - Issued for Construction	  	
	 S2.07M
	 	 FRAMING PLAN- MEZZANINE LEVEL- AREA “G”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER PACKAGE REV 2
	  	 	03/06/13	  	  	 	IFC - Issued for Construction	  	
	 S2.07P
	 	 PILE FOUNDATIO PLAN AREA “G”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	N
					
		 			  	 	-	  	  		  	
	 S2.07R
	 	 FRAMING PLAN- ROOF- AREA “G”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  STEEL FRAMING DD
	  	 	02/11/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 3  MILL ORDER PACKAGE REV 2
	  	 	03/06/13	  	  	 	IFC - Issued for Construction	  	
	 S2.07S
	 	 FRAMING PLAN- SERVICE LEVEL- AREA “G”
	   
	  	 	01/28/13	  	  	IFC - Issued for Construction	  	Y
						
		 		  	 1  MILL ORDER PACKAGE
	  	 	02/19/13	  	  	 	IFC - Issued for Construction	  	
		 		  	 2  MILL ORDER BID PACKAGE REV 2
	  	 	03/06/13	  	  	 	IFC - Issued for Construction	  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 20	 	03/20/13 10:35:54 AM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt









 EXHIBIT F 
 THE WORK WITH EXCEPTIONS 







 EXHIBIT G 
 BID SUMMARY & CLARIFICATIONS 








							
	Estimate Summary	 	Bid date	 	 	3/14/2013	  
	RIVER DOWNS	 		 			
	YATES-PARIC	 		 			
	115 Main Street	 	356,411	 	 	SF	  
	Biloxi, MS 39530	 		 			

  

																																					
	 	 	 	 	 	Labor	 	 	Material	 	 	Equipment	 	 	Subcontract	 	 	Temp
Matl	 	 	Equip
Rental	 	 	Other	 	 	Totals	 
	 Direct costs
	 	 	            	% 	 				 				 				 				 				 				 				 			
	 Base labor
	 				 	$	4,192,938	  	 	$	1,591,722	  	 	$	225,182	  	 	$	103,805,239	  	 	$	 —  	  	 	$	 —  	  	 	$	1,090,890	  	 	$	110,905,971	  
	 Labor burden
	 	 	24.00	% 	 	$	1,006,305	  	 				 				 				 				 				 				 	$	1,006,305	  
	 Labor fringes
	 				 	$	—  	  	 				 				 				 				 				 				 	$	 —  	  
	 Labor manhours
	 				 	 	103,139	  	 				 				 				 				 				 				 			
	 Material sales tax
	 	 	6.50	% 	 				 	$	103,462	  	 				 				 				 				 				 	$	103,462	  
	 Equipment Surcharge
	 	 	6.50	% 	 				 				 	$	14,637	  	 				 				 				 				 	$	14,637	  
										
	 Temporary material markup
	 	 	0.00	% 	 				 				 				 				 	$	 —  	  	 				 				 	$	 —  	  
	 Equipment rental markup
	 	 	0.00	% 	 				 				 				 				 				 	$	 —  	  	 				 	$	 —  	  
	 Other markup
	 	 	0.00	% 	 				 				 				 				 				 				 	$	 —  	  	 	$	 —  	  
	 Gross cost
	 				 	$	5,199,243	  	 	$	1,695,184	  	 	$	239,819	  	 	$	103,805,239	  	 	$	 —  	  	 	$	 —  	  	 	$	1,090,890	  	 	$	112,030,375	  
	 Gross receipts tax
	 	 	0.00	% 	 				 				 				 				 				 				 				 	$	 —  	  
	 Builder’s risk insurance
	 	 	0.00	% 	 	 	by owner	  	 				 				 				 				 				 				 	$	 —  	  
		 	 	Overall	  	 				 				 				 				 				 				 				 			
	 Overhead
	 	 	0.00	% 	 	 	0.00	% 	 	 	0.00	% 	 	 	0.00	% 	 	 	0.00	% 	 	 	0.00	% 	 	 	0.00	% 	 	 	0.00	% 	 			
		 	$	 —  	  	 	$	 —  	  	 	$	 —  	  	 	$	 —  	  	 	$	 —  	  	 	$	 —  	  	 	$	 —  	  	 	$	 —  	  	 	$	 —  	  
	 Profit
	 	 	2.75	% 	 	 	0.00	% 	 	 	0.00	% 	 	 	0.00	% 	 	 	0.00	% 	 	 	0.00	% 	 	 	0.00	% 	 	 	0.00	% 	 			
		 	$	3,050,836	  	 	$	 —  	  	 	$	 —  	  	 	$	 —  	  	 	$	 —  	  	 	$	 —  	  	 	$	 —  	  	 	$	 —  	  	 	$	3,050,836	  
	 Subcontract bond
	 	 	0.00	% 	 				 				 				 				 				 				 				 	$	 —  	  
	 Performance bond
	 	$	0	  	 	 	separate $	  	 				 				 				 				 				 				 	$	 —  	  
	 GL
	 	 	OCIP	  	 				 				 				 				 				 				 				 	 	By Owner	  
	 Permits/Plan Review Fees
	 	 	0.00	% 	 	 
 	building permits
by owner	  
  	 				 				 				 				 				 				 	 	By Owner	  
	 Contractor Contingency
	 	 	‘2	% 	 				 				 				 				 				 				 				 	$	2,218,790	  
		 				 				 				 				 				 				 				 				 	  
	  
	 
	 Total
	 				 				 				 				 				 				 				 				 	$	117,300,000	  
		 				 				 				 				 				 				 				 				 	  
	  
	 
										
	 Project Total
	 				 				 				 				 				 				 				 				 	$	117,300,000	  
		 				 				 				 				 				 				 				 				 	  
	  
	 
										
		 				 				 				 				 				 				 				 	 	U/P per GSF	  	 	$	329.11	  









			
	Estimate Detail (Combined)	  	 W.G. Yates & Sons Construction Company

100 Decker - Suite 210

Irving, TX 75062

Phone: 972870-1483
 Fax: 972870-1076


  

Estimate File: RIVER DOWNS SOUTHWEST CORNER BUILDOUT 04302013.est - RIVER DOWNS - SW CORNER BUILDOUT, CINCINNATI, OH 

 

					
	Estimator: SGD	 	Sort Sequences:	 	  1. Divisions
	Primary Project Qty: 9000 SF	 		 	2. Major Item Code
	Estimate UM: Imperial	 		 	3. Minor Item Code
		 		 	4. Not Used

  

																											
	 10:50:59AM
	  		  		  	 	4/30/2013	  

  

																																													
	 	 	 	 	 	 	UNIT COST	 	 	TOTAL COST	 	 	 	 	 	 	 
	 Item Code
	 	 Description
	 	 Quantity
	 	Labor
$	 	 	Material
$	 	 	Sub
$	 	 	Equipt
$	 	 	Labor
$	 	 	Material
$	 	 	Sub
$	 	 	Equipt
$	 	 	Total
Unit $	 	 	Item
Total $	 
	 02 SITEWORK
	 				 				 				 				 				 				 				 				 				 			
	 02300.000 EARTHWORK
	 				 				 				 				 				 				 				 				 				 			
	 02315.000 Excavation and fill
	 				 				 				 				 				 				 				 				 				 			
	 2316.002
	 	 Machine fine grade floor
	 	9,300.00 SQFT	 	 	0.20	  	 				 				 				 	 	1,860.00	  	 				 				 				 	$	0.39	  	 	$	3,647	  
	 2316.009
	 	 Excavate for slab edge
	 	3.89 CUYD	 	 	20.00	  	 				 				 				 	 	77.78	  	 				 				 				 	$	39.22	  	 	$	153	  
	 2316.011
	 	 Excess thickened slab soil
	 	3.89 CUYD	 				 				 	 	10.00	  	 				 				 				 	 	38.89	  	 				 	$	14.42	  	 	$	56	  
	 2316.023
	 	 Crushed stone slab fill
	 	229.63 CUYD	 	 	25.00	  	 	 	15.00	  	 				 				 	 	5,740.74	  	 	 	3,444.44	  	 				 				 	$	72.05	  	 	$	16,545	  
	 2316.100
	 	 BACKHOE W/OPERATOR
	 	1.00 MO	 	 	4,156.00	  	 	 	1,000.00	  	 				 	 	2,300.00	  	 	 	4,156.00	  	 	 	1,000.00	  	 				 	 	2,300.00	  	 	$	13,215.93	  	 	$	13,216	  
		 		 		 				 				 				 				 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				 	  
	  
	 
	 Total Excavation and fill
	 				 				 				 				 	$	11,835	  	 	$	4,444	  	 	$	39	  	 	$	2,300	  	 				 	$	33,617	  
		 		 		 				 				 				 				 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				 	  
	  
	 
	 Total EARTHWORK
	 				 				 				 				 	$	11,835	  	 	$	4,444	  	 	$	39	  	 	$	2,300	  	 				 	$	33,617	  
											
	 02450.000 FOUNDATIONS
	 				 				 				 				 				 				 				 				 				 			
	 02450.000 Foundations and load bearing elements
	 				 				 				 				 				 				 				 				 				 			
	 2450.000
	 	 ***AUGERCAST PILES & PILE CAPS - IN EXISTING GMP***
	 		 				 				 				 				 				 				 				 				 				 			
		 		 		 				 				 				 				 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				 	  
	  
	 
	 Total Foundations and load bearing elements
	 				 				 				 				 				 				 				 				 				 			
		 		 		 				 				 				 				 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				 	  
	  
	 
	 Total FOUNDATIONS
	 				 				 				 				 				 				 				 				 				 			
		 		 		 				 				 				 				 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				 	  
	  
	 
		 		 		 				 				 				 				 				 				 				 				 				 			
											
	 Total SITEWORK
	 				 				 				 				 	$	11,835	  	 	$	4,444	  	 	$	39	  	 	$	2,300	  	 				 	$	33,617	  
											
	 03 CONCRETE
	 				 				 				 				 				 				 				 				 				 			
	 03100.000 FORMWORK
	 				 				 				 				 				 				 				 				 				 			
	 03110.000 Structural CIP forms
	 				 				 				 				 				 				 				 				 				 			
	 3110.701
	 	 Floor edge forms
	 	430.00 LNFT	 	 	3.25	  	 	 	1.15	  	 				 				 	 	1,397.50	  	 	 	494.50	  	 				 				 	$	8.14	  	 	$	3,499	  
	 3111.204
	 	 Wood column forms, 16’ to 18’
	 	1,360.00 SQFT	 	 	3.15	  	 	 	0.95	  	 				 				 	 	4,284.00	  	 	 	1,292.00	  	 				 				 	$	7.64	  	 	$	10,384	  
	 3111.618
	 	 Slab form w/2.9 BM/sqft
	 	9,300.00 SQFT	 	 	3.50	  	 	 	2.50	  	 				 				 	 	32,550.00	  	 	 	23,250.00	  	 				 				 	$	10.70	  	 	$	99,522	  
	 3111.624
	 	 Slab edge form
	 	430.00 SQFT	 	 	4.75	  	 	 	1.50	  	 				 				 	 	2,042.50	  	 	 	645.00	  	 				 				 	$	11.62	  	 	$	4,995	  
	 3111.800
	 	 Slab edge forms at metal deck
	 	430.00 LNFT	 	 	3.25	  	 	 	1.15	  	 				 				 	 	1,397.50	  	 	 	494.50	  	 				 				 	$	8.14	  	 	$	3,499	  
	 3112.100
	 	 Chamfer strip
	 	680.00 LNFT	 	 	1.75	  	 	 	0.35	  	 				 				 	 	1,190.00	  	 	 	238.00	  	 				 				 	$	3.97	  	 	$	2,699	  
	 3112.120
	 	 Stair forms
	 	959.50 SQFT	 	 	15.00	  	 	 	9.00	  	 				 				 	 	14,392.50	  	 	 	8,635.50	  	 				 				 	$	43.23	  	 	$	41,480	  
		 		 		 				 				 				 				 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				 	  
	  
	 


  
  

Page 1 









					
	Estimator: SGD	 	Sort Sequences:	 	    1. Divisions
	Primary Project Qty: 9000 SF	 		 	2. Major Item Code
	Estimate UM: Imperial	 		 	3. Minor Item Code
		 		 	4. Not Used

  

					
	10:50:59AM	  	Estimate File: RIVER DOWNS SOUTHWEST CORNER BUILDOUT 04302013.est - RIVER DOWNS - SW CORNER BUILDOUT, CINCINNATI, OH	  	4/30/2013

  

																																													
	 	 	 	 	 	 	UNIT COST	 	 	TOTAL COST	 	 	 	 	  	 	 
	 Item Code
	 	 Description
	 	 Quantity
	 	Labor
$	 	 	Material
$	 	 	Sub
$	 	 	Equipt
$	 	 	Labor
$	 	 	Material
$	 	 	Sub
$	 	 	Equipt
$	 	 	Total
Unit $	 	  	Item
Total $	 
	 Total Structural CIP forms
	 				 				 				 				 	$	57,254	  	 	$	35,050	  	 				 				 				  	$	166,078	  
	 03150.000 Concrete accessories
	 				 				 				 				 				 				 				 				 				  			
	 3150.650
	 	 Screeds for slab
	 	2,232.00 LNFT	 	 	0.35	  	 	 	0.35	  	 				 				 	 	781.20	  	 	 	781.20	  	 				 				 	$	1.22	  	  	$	2,731	  
	 3150.900
	 	 Form releasing agent
	 	11,090.00 SQFT	 	 	0.04	  	 	 	0.04	  	 				 				 	 	443.60	  	 	 	443.60	  	 				 				 	$	0.14	  	  	$	1,551	  
	 3150.900
	 	 Form releasing agent
	 	959.50 SQFT	 	 	0.04	  	 	 	0.04	  	 				 				 	 	38.38	  	 	 	38.38	  	 				 				 	$	0.14	  	  	$	134	  
		 		 		 				 				 				 				 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				  	  
	  
	 
	 Total Concrete accessories
	 				 				 				 				 	$	1,263	  	 	$	1,263	  	 				 				 				  	$	4,416	  
		 		 		 				 				 				 				 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				  	  
	  
	 
											
	 Total FORMWORK
	 				 				 				 				 	$	58,517	  	 	$	36,313	  	 				 				 				  	$	170,495	  
											
	 03200.000 CONCRETE REINFORCING
	 				 				 				 				 				 				 				 				 				  			
	 03210.000 Reinforcing steel
	 				 				 				 				 				 				 				 				 				  			
	 3210.130
	 	 Supported slab rebar
	 	34.18 TONS	 				 	 	1,200.00	  	 	 	650.00	  	 				 				 	 	41,013.00	  	 	 	22,215.37	  	 				 	$	2,779.67	  	  	$	95,002	  
	 3210.150
	 	 Column rebar
	 	9.93 TONS	 				 	 	1,200.00	  	 	 	650.00	  	 				 				 	 	11,916.00	  	 	 	6,454.50	  	 				 	$	2,779.67	  	  	$	27,602	  
	 3210.400
	 	 Rebar @ stairs
	 	3.27 TONS	 				 	 	1,200.00	  	 	 	650.00	  	 				 				 	 	3,924.00	  	 	 	2,125.50	  	 				 	$	2,779.67	  	  	$	9,090	  
		 		 		 				 				 				 				 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				  	  
	  
	 
	 Total Reinforcing steel
	 				 				 				 				 				 	$	56,853	  	 	$	30,795	  	 				 				  	$	131,694	  
	 03220.000 Welded wire fabric
	 				 				 				 				 				 				 				 				 				  			
	 3220.012
	 	 6x6 W2.9/W2.9 mesh
	 	107.42 SQS	 				 	 	20.00	  	 	 	15.00	  	 				 				 	 	2,148.30	  	 	 	1,611.23	  	 				 	$	52.34	  	  	$	5,622	  
		 		 		 				 				 				 				 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				  	  
	  
	 
	 Total Welded wire fabric
	 				 				 				 				 				 	$	2,148	  	 	$	1,611	  	 				 				  	$	5,622	  
	 03240.000 Fibrous reinforcing
	 				 				 				 				 				 				 				 				 				  			
	 3240.011
	 	 Fiber reinforcing (fibermesh)
	 	258.33 LBS	 				 	 	5.00	  	 				 				 				 	 	1,291.67	  	 				 				 	$	7.68	  	  	$	1,983	  
		 		 		 				 				 				 				 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				  	  
	  
	 
	 Total Fibrous reinforcing
	 				 				 				 				 				 	$	1,292	  	 				 				 				  	$	1,983	  
		 		 		 				 				 				 				 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				  	  
	  
	 
											
	 Total CONCRETE REINFORCING
	 				 				 				 				 				 	$	60,293	  	 	$	32,407	  	 				 				  	$	139,299	  
											
	 03300.000 CAST IN PLACE CONCRETE
	 				 				 				 				 				 				 				 				 				  			
	 03310.000 Structural concrete
	 				 				 				 				 				 				 				 				 				  			
	 3310.350
	 	 **Concrete in slab on grade**
	 	****	 				 				 				 				 				 				 				 				 				  			
	 3310.392
	 	 4500 psi w/pump
	 	190.20 CUYD	 	 	20.00	  	 	 	105.00	  	 				 	 	15.00	  	 	 	3,804.00	  	 	 	19,971.00	  	 				 	 	2,853.00	  	 	$	223.47	  	  	$	42,504	  
	 3310.650
	 	 **Concrete in columns**
	 	****	 				 				 				 				 				 				 				 				 				  			
	 3310.688
	 	 4500 psi w/crane
	 	26.44 CUYD	 	 	25.00	  	 	 	105.00	  	 				 				 	 	661.11	  	 	 	2,776.67	  	 				 				 	$	210.24	  	  	$	5,560	  
	 3311.500
	 	 **Conc in supported slab**
	 	****	 				 				 				 				 				 				 				 				 				  			
	 3311.536
	 	 5000 psi w/pump
	 	361.67 CUYD	 	 	18.00	  	 	 	110.00	  	 				 	 	15.00	  	 	 	6,510.00	  	 	 	39,783.33	  	 				 	 	5,425.00	  	 	$	227.23	  	  	$	82,180	  
	 3311.700
	 	 ** Slab over metal deck**
	 	****	 				 				 				 				 				 				 				 				 				  			
	 3311.736
	 	 5000 psi w/pump
	 	136.63 CUYD	 	 	18.00	  	 	 	110.00	  	 				 	 	15.00	  	 	 	2,459.33	  	 	 	15,029.26	  	 				 	 	2,049.44	  	 	$	227.23	  	  	$	31,046	  
	 3311.900
	 	 **Concrete in stairs and landings**
	 	****	 				 				 				 				 				 				 				 				 				  			
	 3311.936
	 	 5000 psi w/pump
	 	44.29 CUYD	 	 	35.00	  	 	 	110.00	  	 				 	 	15.00	  	 	 	1,550.14	  	 	 	4,871.86	  	 				 	 	664.35	  	 	$	260.56	  	  	$	11,540	  
	 3315.976
	 	 * SOG area *
	 	9,300.00 SQFT	 				 				 				 				 				 				 				 				 				  			
	 3315.977
	 	 * Thickened slab length *
	 	420.00 LNFT	 				 				 				 				 				 				 				 				 				  			


  
  

Page 2 









					
	Estimator: SGD	 	Sort Sequences:	 	    1. Divisions
	Primary Project Qty: 9000 SF	 		 	2. Major Item Code
	Estimate UM: Imperial	 		 	3. Minor Item Code
		 		 	4. Not Used

  

					
	10:50:59AM	  	Estimate File: RIVER DOWNS SOUTHWEST CORNER BUILDOUT 04302013.est - RIVER DOWNS - SW CORNER BUILDOUT, CINCINNATI, OH	  	4/30/2013

  

																																											
	 	 	 	 	 	 	UNIT COST	 	TOTAL COST	 	 	 	 	  	 	 
	 Item Code
	 	 Description
	 	 Quantity
	 	Labor
$	 	 	Material
$	 	 	Sub
$	 	 	Equipt
$	 	Labor
$	 	 	Material
$	 	 	Sub
$	 	 	Equipt
$	 	 	Total
Unit $	 	  	Item
Total $	 
	 3315.984
	 	 * No. of columns *
	 	10.00 EACH	 				 				 				 		 				 				 				 				 				  			
	 3315.986
	 	 * Supported slab area *
	 	9,300.00 SQFT	 				 				 				 		 				 				 				 				 				  			
	 3315.991
	 	 * Slab over metal deck area *
	 	9,300.00 SQFT	 				 				 				 		 				 				 				 				 				  			
	 3315.992
	 	 * No. of concrete stair risers *
	 	34.00 EACH	 				 				 				 		 				 				 				 				 				  			
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				  	  
	  
	 
	 Total Structural concrete
	 				 				 				 		 	$	14,985	  	 	$	82,432	  	 				 	$	10,992	  	 				  	$	172,829	  
	 03350.000 Finishing
	 				 				 				 		 				 				 				 				 				  			
	 3350.120
	 	 Rub concrete stairs
	 	385.56 SQFT	 				 				 	 	0.95	  	 		 				 				 	 	366.28	  	 				 	$	1.37	  	  	$	528	  
	 3350.130
	 	 Machine trowel finish
	 	27,900.00 SQFT	 				 				 	 	0.85	  	 		 				 				 	 	23,715.00	  	 				 	$	1.23	  	  	$	34,191	  
	 3350.131
	 	 Point and patch
	 	11,663.94 SQFT	 	 	0.15	  	 	 	0.05	  	 				 		 	 	1,749.59	  	 	 	583.20	  	 				 				 	$	0.37	  	  	$	4,326	  
	 3350.144
	 	 Trowel finish stairs
	 	612.00 SQFT	 				 				 	 	1.50	  	 		 				 				 	 	918.00	  	 				 	$	2.16	  	  	$	1,324	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				  	  
	  
	 
	 Total Finishing
	 				 				 				 		 	$	1,750	  	 	$	583	  	 	$	24,999	  	 				 				  	$	40,368	  
	 03390.000 Curing
	 				 				 				 		 				 				 				 				 				  			
	 3390.010
	 	 Protect and cure
	 	28,512.00 SQFT	 	 	0.04	  	 	 	0.04	  	 				 		 	 	1,140.48	  	 	 	1,140.48	  	 				 				 	$	0.14	  	  	$	3,987	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				  	  
	  
	 
	 Total Curing
	 				 				 				 		 	$	1,140	  	 	$	1,140	  	 				 				 				  	$	3,987	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				  	  
	  
	 
											
	 Total CAST IN PLACE CONCRETE
	 				 				 				 		 	$	17,875	  	 	$	84,156	  	 	$	24,999	  	 	$	10,992	  	 				  	$	217,185	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				  	  
	  
	 
											
	 Total CONCRETE
	 				 				 				 		 	$	76,392	  	 	$	180,761	  	 	$	57,406	  	 	$	10,992	  	 				  	$	526,978	  
											
	 05 METALS
	 				 				 				 		 				 				 				 				 				  			
	 05100.000 STRUCTURAL FRAMING
	 				 				 				 		 				 				 				 				 				  			
	 05120.000 Structural steel
	 				 				 				 		 				 				 				 				 				  			
	 5120.000
	 	 STRUCTURAL STEEL
	 	86.00 TONS	 				 	 	2,350.00	  	 	 	1,000.00	  	 		 				 	 	202,100.00	  	 	 	86,000.00	  	 				 	$	5,050.05	  	  	$	434,304	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				  	  
	  
	 
	 Total Structural steel
	 				 				 				 		 				 	$	202,100	  	 	$	86,000	  	 				 				  	$	434,304	  
		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				  	  
	  
	 
											
	 Total STRUCTURAL FRAMING
	 				 				 				 		 				 	$	202,100	  	 	$	86,000	  	 				 				  	$	434,304	  
											
	 05500.000 METAL FABRICATIONS
	 				 				 				 		 				 				 				 				 				  			
	 05520.000 Handrails and railings
	 				 				 				 		 				 				 				 				 				  			
	 5520.011
	 	 DECORATIVE STEEL GUARDRAIL @ STAIRS
	 	100.00 LNFT	 				 				 	 	175.00	  	 		 				 				 	 	17,500.00	  	 				 	$	252.30	  	  	$	25,230	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				  	  
	  
	 
	 Total Handrails and railings
	 				 				 				 		 				 				 	$	17,500	  	 				 				  	$	25,230	  
		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				  	  
	  
	 
											
	 Total METAL FABRICATIONS
	 				 				 				 		 				 				 	$	17,500	  	 				 				  	$	25,230	  
		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				  	  
	  
	 
											
	 Total METALS
	 				 				 				 		 				 	$	202,100	  	 	$	103,500	  	 				 				  	$	459,535	  
											
	 06 WOOD & PLASTICS
	 				 				 				 		 				 				 				 				 				  			


  
  

Page 3 









					
	Estimator: SGD	 	Sort Sequences:	 	  1. Divisions
	Primary Project Qty: 9000 SF	 		 	2. Major Item Code
	Estimate UM: Imperial	 		 	3. Minor Item Code
		 		 	4. Not Used

  

					
	10:50:59AM	  	Estimate File: RIVER DOWNS SOUTHWEST CORNER BUILDOUT 04302013.est - RIVER DOWNS - SW CORNER BUILDOUT, CINCINNATI, OH	  	4/30/2013

  

																																									
	 	 	 	 	 	 	UNIT COST	 	TOTAL COST	 	 	 	 	 	 
	 Item Code
	 	 Description
	 	 Quantity
	 	Labor
$	 	 	Material
$	 	 	Sub
$	 	 	Equipt
$	 	Labor
$	 	 	Material
$	 	 	Sub
$	 	 	Equipt
$	 	Total
Unit $	 	 	Item
Total $	 
	 06000.000 BASIC WOOD & PLASTICS MATERIALS & METHODS
	 				 				 				 		 				 				 				 		 				 			
	 06000.000 Basic wood and plastic materials and methods
	 				 				 				 		 				 				 				 		 				 			
	 6000.000
	 	 ROUGH CARPENTRY
	 	1,650.00 BDFT	 	 	2.75	  	 	 	0.95	  	 				 		 	 	4,537.50	  	 	 	1,567.50	  	 				 		 	$	6.85	  	 	$	11,304	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total Basic wood and plastic materials and methods
	 				 				 				 		 	$	4,538	  	 	$	1,568	  	 				 		 				 	$	11,304	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total BASIC WOOD & PLASTICS MATERIALS & METHODS
	 				 				 				 		 	$	4,538	  	 	$	1,568	  	 				 		 				 	$	11,304	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total WOOD & PLASTICS
	 		 				 				 				 		 	$	4,538	  	 	$	1,568	  	 				 		 				 	$	11,304	  
											
	 07 THERMAL & MOISTURE PROTECTION
	 				 				 				 		 				 				 				 		 				 			
	 07200.000 THERMAL PROTECTION
	 				 				 				 		 				 				 				 		 				 			
	 07260.000 Vapor retarders
	 				 				 				 		 				 				 				 		 				 			
	 7260.012
	 	 6mil Visqueen subgrade paper
	 	102.30 SQS	 	 	5.00	  	 	 	3.50	  	 				 		 	 	511.50	  	 	 	358.05	  	 				 		 	$	15.18	  	 	$	1,553	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total Vapor retarders
	 				 				 				 		 	$	512	  	 	$	358	  	 				 		 				 	$	1,553	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total THERMAL PROTECTION
	 				 				 				 		 	$	512	  	 	$	358	  	 				 		 				 	$	1,553	  
											
	 07400.000 ROOF & SIDING PANELS
	 				 				 				 		 				 				 				 		 				 			
	 07430.000 Composite panels
	 				 				 				 		 				 				 				 		 				 			
	 7430.000
	 	 EXTERIOR SKIN - EXISTING SKIN ON COLUMN LINE “C” MOVES TO COLUMN LINE “A”
	 		 				 				 				 		 				 				 				 		 				 			
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total Composite panels
	 				 				 				 		 				 				 				 		 				 			
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total ROOF & SIDING PANELS
	 				 				 				 		 				 				 				 		 				 			
											
	 07500.000 MEMBRANE ROOFING
	 				 				 				 		 				 				 				 		 				 			
	 07500.000 Membrane roofing
	 				 				 				 		 				 				 				 		 				 			
	 7500.000
	 	 MEMBRANE ROOF & ROOF ACCESSORIES
	 	9,300.00 SQFT	 				 				 	 	15.00	  	 		 				 				 	 	139,500.00	  	 		 	$	21.63	  	 	$	201,123	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total Membrane roofing
	 				 				 				 		 				 				 	$	139,500	  	 		 				 	$	201,123	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total MEMBRANE ROOFING
	 				 				 				 		 				 				 	$	139,500	  	 		 				 	$	201,123	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total THERMAL & MOISTURE PROTECTION
	 		 				 				 				 		 	$	512	  	 	$	358	  	 	$	139,500	  	 		 				 	$	202,675	  
											
	 08 DOORS & WINDOWS
	 				 				 				 		 				 				 				 		 				 			
	 08100.000 METAL DOORS & FRAMES
	 				 				 				 		 				 				 				 		 				 			
	 08100.000 Metal doors and frames
	 				 				 				 		 				 				 				 		 				 			
	 8100.000
	 	 DOORS, FRAMES & HARDWARE - FOH
	 	2.00 EACH	 	 	300.00	  	 	 	1,000.00	  	 				 		 	 	600.00	  	 	 	2,000.00	  	 				 		 	$	2,123.68	  	 	$	4,247	  


  
  

Page 4 









					
	Estimator: SGD	 	Sort Sequences:	 	  1. Divisions
	Primary Project Qty: 9000 SF	 		 	2. Major Item Code
	Estimate UM: Imperial	 		 	3. Minor Item Code
		 		 	4. Not Used

  

					
	10:50:59AM	 	Estimate File: RIVER DOWNS SOUTHWEST CORNER BUILDOUT 04302013.est - RIVER DOWNS - SW CORNER BUILDOUT, CINCINNATI, OH	  	4/30/2013

  

																																									
	 	 	 	 	 	 	UNIT COST	 	TOTAL COST	 	 	 	 	 	 
	 Item Code
	 	 Description
	 	 Quantity
	 	Labor
$	 	 	Material
$	 	 	Sub
$	 	 	Equipt
$	 	Labor
$	 	 	Material
$	 	 	Sub
$	 	 	Equipt
$	 	Total
Unit $	 	 	Item
Total $	 
	 8100.001
	 	 DOORS, FRAMES & HARDWARE - BOH
	 	2.00 EACH	 	 	250.00	  	 	 	600.00	  	 				 		 	 	500.00	  	 	 	1,200.00	  	 				 		 	$	1,411.46	  	 	$	2,823	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total Metal doors and frames
	 				 				 				 		 	$	1,100	  	 	$	3,200	  	 				 		 				 	$	7,070	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total METAL DOORS & FRAMES
	 				 				 				 		 	$	1,100	  	 	$	3,200	  	 				 		 				 	$	7,070	  
											
	 08800.000 GLASS & GLAZING
	 				 				 				 		 				 				 				 		 				 			
	 08810.000 Glass
	 				 				 				 		 				 				 				 		 				 			
	 8810.000
	 	 UPGRADE EXISTING MIXED EXTERIOR SKIN ON COLUMN LINE 6 TO GLASS STOREFRONT & RELOCATE TO TRACKSIDE
	 	960.00 SQFT	 				 				 	 	40.00	  	 		 				 				 	 	38,400.00	  	 		 	$	57.67	  	 	$	55,363	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total Glass
	 				 				 				 		 				 				 	$	38,400	  	 		 				 	$	55,363	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total GLASS & GLAZING
	 				 				 				 		 				 				 	$	38,400	  	 		 				 	$	55,363	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total DOORS & WINDOWS
	 				 				 				 		 	$	1,100	  	 	$	3,200	  	 	$	38,400	  	 		 				 	$	62,433	  
											
	 09 FINISHES
	 				 				 				 		 				 				 				 		 				 			
	 09100.000 METAL SUPPORT ASSEMBLIES
	 				 				 				 		 				 				 				 		 				 			
	 09100.000 Metal support assemblies
	 				 				 				 		 				 				 				 		 				 			
	 9100.000
	 	 FRAMING @ COLUMN LINE “C” IS RELOCATED TO COLUMN LINE “A”
	 		 				 				 				 		 				 				 				 		 				 			
	 9100.001
	 	 NEW DRYWALL PARTITION @ COLUMN LINE “A” - FOH DRYWALL FINISH ON CASINO SIDE & WHITE BOX ON SHELL
SIDE
	 	2,400.00 SQFT	 				 				 	 	25.00	  	 		 				 				 	 	60,000.00	  	 		 	$	36.04	  	 	$	86,504	  
	 9100.002
	 	 BOH ACOUSTICAL CEILINGS
	 	9,300.00 SQFT	 				 				 	 	5.00	  	 		 				 				 	 	46,500.00	  	 		 	$	7.21	  	 	$	67,041	  
	 9100.010
	 	 ***NO DRYWALL FINISH, FLOOR FINISH OR PAINT IS INCLUDED IN SHELL SPACE***
	 	EACH	 				 				 				 		 				 				 				 		 				 			
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total Metal support assemblies
	 				 				 				 		 				 				 	$	106,500	  	 		 				 	$	153,545	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total METAL SUPPORT ASSEMBLIES
	 				 				 				 		 				 				 	$	106,500	  	 		 				 	$	153,545	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total FINISHES
	 				 				 				 		 				 				 	$	106,500	  	 		 				 	$	153,545	  
											
	 15 MECHANICAL
	 				 				 				 		 				 				 				 		 				 			
	 15000.000 MECHANICAL
	 				 				 				 		 				 				 				 		 				 			
	 15000.000 Mechanical
	 				 				 				 		 				 				 				 		 				 			
	 15000.000
	 	 HVAC DISTRIBUTION - MINIMUM REQ’D TO MAINTAIN TEMP & HUMIDITY
	 	1.00 LS	 				 				 	 	98,000.00	  	 		 				 				 	 	98,000.00	  	 		 	$	141,290.37	  	 	$	141,290	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total Mechanical
	 				 				 				 		 				 				 	$	98,000	  	 		 				 	$	141,290	  
		 		 		 				 				 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 				 	  
	  
	 


  
  

Page 5 









					
	Estimator: SGD	  	Sort Sequences:	  	  1. Divisions
	Primary Project Qty: 9000 SF	  		  	2. Major Item Code
	Estimate UM: Imperial	  		  	3. Minor Item Code
		  		  	4. Not Used

  

							
	10:50:59AM	  	Estimate File: RIVER DOWNS SOUTHWEST CORNER BUILDOUT 04302013.est - RIVER DOWNS - SW CORNER BUILDOUT, CINCINNATI, OH	  	 	4/30/2013	  

  

																																							
	 	 	 	 	 	 	UNIT COST	 	TOTAL COST	 	 	 	 	 	 	 
	 Item Code
	 	 Description
	 	 Quantity
	 	Labor
$	 	Material
$	 	Sub
$	 	 	Equipt
$	 	Labor
$	 	 	Material
$	 	 	Sub
$	 	 	Equipt
$	 	 	Total
Unit $	 	 	Item
Total $	 
	 Total MECHANICAL
	 		 		 				 		 				 				 	$	98,000	  	 				 				 	$	141,290	  
											
	 15300.000 FIRE PROTECTION PIPE
	 		 		 				 		 				 				 				 				 				 			
	 15300.000 Fire protection pipe
	 		 		 				 		 				 				 				 				 				 			
	 15300.000
	 	 FIRE PROTECTION - MINIMUM TO MEET CODE
	 	1.00 LS	 		 		 	 	28,250.00	  	 		 				 				 	 	28,250.00	  	 				 	$	40,729.11	  	 	$	40,729	  
		 		 		 		 		 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				 	  
	  
	 
	 Total Fire protection pipe
	 		 		 				 		 				 				 	$	28,250	  	 				 				 	$	40,729	  
		 		 		 		 		 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				 	  
	  
	 
											
	 Total FIRE PROTECTION PIPE
	 		 		 				 		 				 				 	$	28,250	  	 				 				 	$	40,729	  
											
	 15400.000 PLUMBING FIXTURES & EQUIPMENT
	 		 		 				 		 				 				 				 				 				 			
	 15400.000 Plumbing fixtures and equipment
	 		 		 				 		 				 				 				 				 				 			
	 15400.000
	 	 ***NO PLUMBING IS INCLUDED IN SHELL SPACE***
	 		 		 		 				 		 				 				 				 				 				 			
		 		 		 		 		 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				 	  
	  
	 
	 Total Plumbing fixtures and equipment
	 		 		 				 		 				 				 				 				 				 			
		 		 		 		 		 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				 	  
	  
	 
											
	 Total PLUMBING FIXTURES & EQUIPMENT
	 		 		 				 		 				 				 				 				 				 			
		 		 		 		 		 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				 	  
	  
	 
											
	 Total MECHANICAL
	 		 		 				 		 				 				 	$	126,250	  	 				 				 	$	182,019	  
											
	 16 ELECTRICAL
	 		 		 				 		 				 				 				 				 				 			
	 16000.000 ELECTRICAL
	 		 		 				 		 				 				 				 				 				 			
	 16000.000 Electrical
	 		 		 				 		 				 				 				 				 				 			
	 16000.000 
	 	 ELECTRICAL - MINIMUM POWER & LIGHTS TO MEET CODE
	 	1.00 LS	 		 		 	 	49,500.00	  	 		 				 				 	 	49,500.00	  	 				 	$	71,366.06	  	 	$	71,366	  
	 16000.001
	 	 WALKER DUCT FOR ADDED SLAB AREA
	 	1.00 LS	 		 		 	 	138,291.00	  	 		 				 				 	 	138,291.00	  	 				 	$	199,379.46	  	 	$	199,379	  
		 		 		 		 		 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				 	  
	  
	 
	 Total Electrical
	 		 		 				 		 				 				 	$	187,791	  	 				 				 	$	270,746	  
		 		 		 		 		 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				 	  
	  
	 
	 Total ELECTRICAL
	 		 		 				 		 				 				 	$	187,791	  	 				 				 	$	270,746	  
		 		 		 		 		 				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 				 	  
	  
	 
											
	 Total ELECTRICAL
	 		 		 				 		 				 				 	$	187,791	  	 				 				 	$	270,746	  
											
	 ESTIMATE TOTALS
	 		 		 				 		 	$	94,375	  	 	$	392,431	  	 	$	759,386	  	 	$	13,292	  	 				 	$	1,902,852	  


  
  

Page 6 









			
	Estimate Detail (Combined)	  	 YATES-PARIC
 115 MAIN STREET
 BILOXI, MS 39530

Phone:

Fax:


  

Estimate File: RIVER DOWNS GRANDSTAND AND JOCKEY QUARTERS PRICING ANALYSIS 03282013.est - RIVER DOWNS - GRANDSTAND & JOCKEY
QUARTERS ANALYSIS, CINCINNATI, OH 
  

					
	Estimator: SGD	 	Sort Sequences:	 	  1. Alternates
	Primary Project Qty: 0 SF	 		 	2. Divisions
	Estimate UM: Imperial	 		 	3. Major Item Code
		 		 	4. Minor Item Code

  

																											
	 4:28:05PM
	  		  		  	 	3/28/2013	  

  

																																	
	 	 	 	 	 	 	UNIT COST	 	TOTAL COST	 	 	 	 	 	 
	 Item Code
	 	 Description
	 	 Quantity
	 	Labor
$	 	Material
$	 	Sub
$	 	 	Equipt
$	 	Labor
$	 	Material
$	 	Sub
$	 	 	Equipt
$	 	Total
Unit $	 	 	Item
Total $	 
	 00 ADD VIP SUITE TO CROWS NEST
	 		 		 				 		 		 		 				 		 				 			
	 03 CONCRETE
	 		 		 				 		 		 		 				 		 				 			
	 03000.000 BASIC CONCRETE MATERIALS & METHODS
	 		 		 				 		 		 		 				 		 				 			
	 03000.000 Basic materials and methods
	 		 		 				 		 		 		 				 		 				 			
	 3000.030 
	 	 VIP SUITE & BATHROOM - CORE & SHELL
	 	1.00 LS	 		 		 	 	54,000.00	  	 		 		 		 	 	54,000.00	  	 		 	$	57,067.20	  	 	$	57,067	  
	 3000.040
	 	 AMTOTE - CORE & SHELL
	 	1.00 LS	 		 		 	 	51,000.00	  	 		 		 		 	 	51,000.00	  	 		 	$	53,896.80	  	 	$	53,897	  
		 		 		 		 		 				 		 	  
	 	  
	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total Basic materials and methods
	 		 		 				 		 		 		 	$	105,000	  	 		 				 	$	110,964	  
		 		 		 		 		 				 		 	  
	 	  
	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total BASIC CONCRETE MATERIALS & METHODS
	 		 		 				 		 		 		 	$	105,000	  	 		 				 	$	110,964	  
		 		 		 		 		 				 		 	  
	 	  
	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total CONCRETE
	 		 		 				 		 		 		 	$	105,000	  	 		 				 	$	110,964	  
											
	 09 FINISHES
	 		 		 				 		 		 		 				 		 				 			
	 09000.000 BASIC FINISH MATERIALS & METHODS
	 		 		 				 		 		 		 				 		 				 			
	 09000.000 Basic finish materials and methods
	 		 		 				 		 		 		 				 		 				 			
	 9000.015 
	 	 VIP SUITE & BATHROOM - FINISHES
	 	1.00 LS	 		 		 	 	50,000.00	  	 		 		 		 	 	50,000.00	  	 		 	$	52,840.00	  	 	$	52,840	  
	 9000.020
	 	 AMTOTE - FINISHES
	 	1.00 LS	 		 		 	 	20,000.00	  	 		 		 		 	 	20,000.00	  	 		 	$	21,136.00	  	 	$	21,136	  
		 		 		 		 		 				 		 	  
	 	  
	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total Basic finish materials and methods
	 		 		 				 		 		 		 	$	70,000	  	 		 				 	$	73,976	  
		 		 		 		 		 				 		 	  
	 	  
	 	  
	  
	 	 	  
	 				 	  
	  
	 
											
	 Total BASIC FINISH MATERIALS & METHODS
	 		 		 				 		 		 		 	$	70,000	  	 		 				 	$	73,976	  
		 		 		 		 		 				 		 	  
	 	  
	 	  
	  
	 	 	  
	 				 	  
	  
	 
											
	 Total FINISHES
	 		 		 				 		 		 		 	$	70,000	  	 		 				 	$	73,976	  
											
	 12 FURNISHINGS
	 		 		 				 		 		 		 				 		 				 			
	 12400.000 FURNISHINGS & ACCESSORIES
	 		 		 				 		 		 		 				 		 				 			
	 12400.000 Furnishings and accessories
	 		 		 				 		 		 		 				 		 				 			
	 12400.005 
	 	 VIP SUITE & BATHROOM - OWNER FFE
	 	1.00 LS	 		 		 	 	75,000.00	  	 		 		 		 	 	75,000.00	  	 		 	$	79,260.00	  	 	$	79,260	  
		 		 		 		 		 				 		 	  
	 	  
	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total Furnishings and accessories
	 		 		 				 		 		 		 	$	75,000	  	 		 				 	$	79,260	  
		 		 		 		 		 				 		 	  
	 	  
	 	  
	  
	 	 	  
	 				 	  
	  
	 
											
	 Total FURNISHINGS & ACCESSORIES
	 		 		 				 		 		 		 	$	75,000	  	 		 				 	$	79,260	  
		 		 		 		 		 				 		 	  
	 	  
	 	  
	  
	 	 	  
	 				 	  
	  
	 
											
	 Total FURNISHINGS
	 		 		 				 		 		 		 	$	75,000	  	 		 				 	$	79,260	  


  
  

Page 1 









					
	Estimator: SGD	 	Sort Sequences:	 	  1. Alternates
	Primary Project Qty: 0 SF	 		 	2. Divisions
	Estimate UM: Imperial	 		 	3. Major Item Code
		 		 	4. Minor Item Code

  

							
	4:28:05PM	  	Estimate File: RIVER DOWNS GRANDSTAND AND JOCKEY QUARTERS PRICING ANALYSIS 03282013.est - RIVER DOWNS - GRANDSTAND & JOCKEY QUARTERS ANALYSIS, CINCINNATI,
OH	  	 	3/28/2013	  

  

																																	
	 	 	 	 	 	 	 	 	UNIT COST	 	TOTAL COST	 	 	 	 	 	 
	 Item Code
	 	 Description
	 	 Quantity
	 	Labor
$	 	Material
$	 	Sub
$	 	 	Equipt
$	 	Labor
$	 	Material
$	 	Sub
$	 	 	Equipt
$	 	Total
Unit $	 	 	Item
Total $	 
	 16 ELECTRICAL
	 		 		 				 		 		 		 				 		 				 			
	 16000.000 ELECTRICAL
	 		 		 				 		 		 		 				 		 				 			
	 16000.000 Electrical
	 		 		 				 		 		 		 				 		 				 			
	 16000.005 
	 	 VIP SUITE & BATHROOM - MEPFP
	 	1.00 LS	 		 		 	 	56,000.00	  	 		 		 		 	 	56,000.00	  	 		 	$	59,180.80	  	 	$	59,181	  
	 16000.050
	 	 AMTOTE - MEPFP
	 	1.00 LS	 		 		 	 	52,000.00	  	 		 		 		 	 	52,000.00	  	 		 	$	54,953.60	  	 	$	54,954	  
		 		 		 		 		 				 		 	  
	 	  
	 	  
	  
	 	 	  
	 				 	  
	  
	 
	 Total Electrical
	 		 		 				 		 		 		 	$	108,000	  	 		 				 	$	114,134	  
		 		 		 		 		 				 		 	  
	 	  
	 	  
	  
	 	 	  
	 				 	  
	  
	 
											
	 Total ELECTRICAL
	 		 		 				 		 		 		 	$	108,000	  	 		 				 	$	114,134	  
		 		 		 		 		 				 		 	  
	 	  
	 	  
	  
	 	 	  
	 				 	  
	  
	 
											
	 Total ELECTRICAL
	 		 		 				 		 		 		 	$	108,000	  	 		 				 	$	114,134	  
		 		 		 		 		 				 		 	  
	 	  
	 	  
	  
	 	 	  
	 				 	  
	  
	 
											
	 Total ADD VIP SUITE TO CROWS NEST
	 		 		 				 		 		 		 	$	358,000	  	 		 				 	$	378,334	  


  
  

Page 2 








 RIVER DOWNS 
 CINCINNATI, OH 
 CLARIFICATIONS 

JUNE 24, 2013 
 GENERAL
CONDITIONS 
  

	 	a.	Tie in and extension of existing utilities for temporary and permanent use is included. All temporary power, water, sewer and usage fees for temporary facilities are by
Contractor throughout the construction duration. All permanent power is by Owner. 

  

	 	b.	 Project duration is included for a May 1, 2014 Open to Public, subject to all Regulatory Approvals and completion of Owner responsibilities
outside the control of the contractor. We have assumed a readily available workforce and an uninterrupted supply of material and equipment. Project schedule assumes 15 weather days. Weather days/abnormal weather is described as a weather condition
that adversely affects critical path work in excess of 25% of the planned work and or precipitation is in excess of a  1/4”. Catastrophic weather events to include flooding, tornados excessive frozen precipitation will be
assessed day for a day. 


  

	 	c.	The cost of a Performance and Payment Bond has been excluded. Performance and Payment Bond can be provided for an additional amount of 1% of final contract price. Bond
availability and insurance is subject to surety approval. Builders Risk insurance must be in place prior to the issuance of a Performance and Payment Bond. 


 

	 	d.	All FFE is included per the Responsibility Matrix dated February 28, 2013. 


 

	 	e.	No tap or impact fees are included in the budget, all deposits are excluded. 


 

	 	f.	No Permanent Utility Service Fees, Utility Service Deposits, Hook Up Fees, or Assessments are included. 


 

	 	g.	Additional costs resulting from any tax or additional fees imposed under any statute, court decision or regulation becoming effective after acceptance of the GMP is
excluded. 

  

	 	h.	Building Permit and Plan Review fees are excluded. The Contractor may be required to pay for early permit fees and such fees shall be reimbursed and invoiced outside of
the GMP. 

  

	 	i.	 All 3rd party testing laboratory costs including water intrusion testing are excluded. 


  

	 	j.	The cost of insurance covered under the OCIP and the additional insurance required from enrolled and excluded parties (non-OCIP) are excluded from the GMP pursuant to
Exhibit O. 

  

	 	k.	 All agreed upon allowances as listed, are net numbers and include material, installation, components associated with the allowance, bonds, fee, General
Conditions, Insurances and 










	 	
taxes. General Contractor does not represent that allowances are adequate for Design, Owner or Cost Intent. 


 

	 	l.	Design build fees are included at the backside facilities only. We are providing design assist services for the MEPFP. 


 

	 	m.	We have excluded any cost for a code consultant if one should be required. 


 

	 	n.	Selected subcontractor values used in the budget include bond cost. Contractor makes no representation that all subcontractor bonds will be provided.


  

	 	o.	Contractors Burden Rate is included and set at a rate of 36% for non-union management personnel. Rate is auditable. 


 

	 	p.	GMP pricing is based on the drawings log offered in a separate attachment to the contract. 


 

	 	q.	Construction related costs for the Owner VIP Suite and Amtote areas located at the Crow’s Nest Level of the Grand Stand have been added to GMP in the amount of
$378,334. Scope of work to include full core and shell, finishes and MEPFP build out for this added area. 

  

	 	r.	Gaming Floor Podium White Box Shell Out area has been added to the GMP in the amount of $1,902,852. Scope of work to include full core and shell, MEPFP rough in only to
meet code and “white box” finishes only. No flooring, wall finishes or paint is included. This area is located in the Southwest corner of the podium between column lines A6-A11 to C6-C11 and to include the stair area at column lines A6- A5
to B6-B5. 

 DIVISION 02 
  

	 	a.	Demolition is included as amount currently under subcontract to O’Rourke Wrecking. 


 

	 	b.	We have not included any provisions for underground obstructions. Equitable cost adjustments will be required if obstructions are encountered. 


 

	 	c.	Earthwork, drainage and retaining walls are included as amount currently under subcontract to Trucco. 


 

	 	d.	Water, sewer and gas site utilities are included per GMP bid documents listed on drawing log. 


 

	 	e.	Asphalt paving with aggregate stone base is included per GMP bid documents listed on drawing log. 


 

	 	f.	Concrete paving and walks are included per GMP bid documents listed on drawing log. 


 

	 	g.	Pavement marking and striping are included per GMP bid documents listed on drawing log. 


  

									
		 		 	2	 		 	 River Downs
 Cincinnati,
OH











	 	h.	Chain link security fence at backside facility is included per GMP bid documents listed on drawing log. 


 

	 	i.	Parking/access control gates at VIP parking area are included per GMP bid documents listed on drawing log. 


 

	 	j.	Dirt and turf tracks are included per GMP bid documents listed on drawing log. 


 

	 	k.	Traffic signalization and turn lanes at Kellogg Road entry is excluded in its entirety. 


 

	 	l.	Landscaping/Hardscaping/Irrigation is included as an Allowance of $1,500,000. Track Irrigation is not included in this allowance. 


 

	 	m.	Track irrigation, paddock, winners circle and associated items are included in the track budget. 

 DIVISION 03 
  

	 	1.	Concrete is included per GMP bid documents listed on drawing log. 

  

	 	2.	Grouting of steel base plates is included. 

  

	 	3.	Hoisting for this scope of work is included. 


DIVISION 04 
  

	 	1.	Masonry is included per GMP bid documents listed on drawing log. 

 DIVISION 05 
  

	 	1.	Structural steel, joist and deck are included per GMP bid documents listed on drawing log. 


 

	 	2.	Miscellaneous metals are included per GMP bid documents listed on drawing log. 


 

	 	3.	126 tons miscellaneous steel is included consisting of framing at roof screen walls, elevator support steel, framing at roof openings, future elevator machine room for
the freight traction elevators and roof dunnage for roof top mounted equipment. 

  

	 	4.	Ornamental metals and glass handrails are included per GMP bid documents listed on drawing log. 

 DIVISION 06 
  

	 	1.	Rough carpentry is included is per GMP bid drawings. 

  

	 	2.	Stalls in new barns are included as 2x8 rough sawn oak. 


  

									
		 		 	3	 		 	 River Downs
 Cincinnati,
OH











	 	3.	We include replacing damaged stall materials in existing barns. 

  

	 	4.	Millwork cost by area is shown on Finishes Matrix included under the Estimate Detail tab dated Feb 28, 2013. 


DIVISION 07 
  

	 	1.	All flat roof areas are included as fully mechanically fastened TPO membrane with two layers of 2.25” polyiso insulation. No protective cover is included


  

	 	2.	We have included cleaning and coating the existing barn roofs with a “Kool Seal” roof coating. 


 

	 	3.	Below grade waterproofing is included at elevator pits 

  

	 	4.	Caulking is included. 

  

	 	5.	Firestopping at rated partitions and ceilings is included per code requirements. 


 

	 	6.	Cementitious spray applied fire proofing is included at gaming facility. 

  

	 	7.	Waterproofing/Air Barrier is included behind profiled metal wall panels. 

  

	 	8.	EIFS, profile metal panels, flat metal panels/fascia, metal screen wall and architectural metal panels are included per GMP bid documents listed on drawing log.


  

	 	9.	We exclude design responsibility for exterior skin components. We will provide design assistance and coordination through the Yates-Paric BERM process to meet the
requirements for the exterior cladding system. 

  

	 	10.	Yates Paric will provide full coordination at the exterior envelope thru the Building Envelope Review Meeting (BERM). All design responsibilities will remain with the
architect of record 

 DIVISION 08 
  

	 	1.	Hollow metal doors, hollow metal frames and hardware have been included at BOH areas. 


 

	 	2.	FOH wood doors, frames and hardware have been included at FOH areas. 

  

	 	3.	Aluminum storefront is included at Gaming and Grandstand areas per GMP bid documents listed on drawing log. 


 

	 	4.	We have included all frames and glazing to be per manufacturer’s standard profiles and colors. 


  

									
		 		 	4	 		 	 River Downs
 Cincinnati,
OH










 DIVISION 09 
  

	 	1.	Finishes cost by area is shown on the Finishes and material Matrices found under the Estimate Detail tab dated February 28, 2013. 


DIVISION 10 
  

	 	1.	Signage is included per the Responsibility Matrix dated February 28, 2013. 


 

	 	2.	Plastic laminate toilet compartments are included in BOH restrooms. 

  

	 	3.	Toilet accessories are included. 

  

	 	4.	Fire extinguishers & cabinets are included. 

  

	 	5.	Lockers are included as metal single tier at jockey locker room and metal four tier at worker locker room. 


DIVISION 11 
  

	 	1.	Dock bumpers, seals, lights and dock levelers are included at the three (3) truck bays at loading dock area. 


 

	 	2.	Food service equipment is included as an Allowance of $5,000,000. 

  

	 	3.	We exclude any equipment at Can Wash and Trash areas and assume anything required here to be vendor provided. Rough-in of MEP is included subject to specifications
being provided timely. 

  

	 	4.	We exclude trash compactors. Rough-in of MEP is included subject to specification being provided timely. 


 

	 	5.	We exclude 20 cuyd dumpsters at backside facility. 

 DIVISION 12 
  

	 	1.	FFE is included in accordance with attached Responsibility Matrix dated February 28, 2013. 

 DIVISION 13 
  

	 	1.	Backside facility barns and buildings are included per GMP bid documents listed on drawing log. No space program has been received at the time of the GMP agreement.



  

									
		 		 	5	 		 	 River Downs
 Cincinnati,
OH










 DIVISION 14 
  

	 	1.	We have included elevators and escalators based on the layout and stops showing in the GMP drawings. Specifications are based on ThyssenKrupp products.


  

	 	2.	We have included an allowance of $15,000 for finishes per passenger elevator only. 

 DIVISION 15 
 MEPFP systems are based upon the
equipment; ductwork and piping completed by the project design-assist members as well as the design narrative from MSA dated January 28, 2013 and associated meetings. Design responsibility remains with the Engineer of Record. 

Fire Protection 
  

	 	1.	Wet pipe sprinkler system is included at Gaming, Grandstand/OTB and BOH/ Administrative finished areas. 


 

	 	2.	Fire Protection at the Porte Cochere and the under building parking area is not included. 


 

	 	3.	We have not included a FM200 system. 

  

	 	4.	No Fire Pump is included. 


HVAC 
  

	 	1.	Nine (9) variable air volume, roof mounted, air handling units to serve the back of house areas, administration areas, kitchen etc. Units feature solid double wall
construction, standard roof curb, factory mounted end devices, mixing box, VFD on supply fan, economizer, return fan, chilled water & hot water coils, discharge plenums, and galvanized drain pans, bag/cartage filters.


  

	 	2.	Four (4) constant volume roof mounted air handling units to serve casino area. Units feature solid double wall construction, standard roof curb, factory mounted
end devices, mixing box, VFD on supply fan, economizer, return fan, chilled water & hot water coils, discharge plenums, and galvanized drain pans, bag/cartage filters. 


 

	 	3.	One (1) Annexair or equivalent constant volume air handling unit to serve casino area. Unit features standard roof curb, energy recovery wheel,


  

	 	4.	Sixty-two variable air volume boxes with hot water reheat. Units feature insulated rectangular plenums, DDC controls, hot water coil and flexible connection mp duct.


  

	 	5.	Eight (8) kitchen exhaust systems to serve grease hoods and dishwasher exhaust systems. Exhaust values are not available at time of submission, final quantities to
be verified. 

  

	 	6.	Three (3) direct fired natural gas make up air units to serve kitchen systems. MUA units are 100% outdoor air units and feature downblast flat roof curb, and
weather hood. 

  

	 	7.	Install exhaust hoods supplied by others. Proposal anticipates make up air connection integral to hood. Make up air units to be ducted directly to hood connection.



  

									
		 		 	6	 		 	 River Downs
 Cincinnati,
OH











	 	8.	No vibration isolation curbs are included 

  

	 	9.	Rectangular and spiral duct system built to SMACNA standards. Medium pressure duct built to 4” pressure class, low pressure duct built to 2” pressure class.


  

	 	10.	Welded black iron duct to serve exhaust systems at all kitchen hoods. Cleanouts to be provided at all fittings, change in direction, etc. Aluminum or stainless steel
duct to serve dishwasher exhaust. 

  

	 	11.	Toilet exhaust systems to serve all restrooms and janitor closets ducted to the outside per code. Systems utilize roof mounted exhaust fans and spiral duct distribution
systems with flexible connections to exhaust grilles. 

  

	 	12.	Four (4) chilled water fan coil units to serve IDF rooms. 

  

	 	13.	Fourteen (14) cabinet unit heaters to serve entrances, vestibules, and stairwells. 


 

	 	14.	Three (3) Liebert style computer room units to serve computer rooms. Units feature upflow design with two way modulating chilled water valve, microprocessor
controls, electric reheat, condensate pump, discharge plenum, DX cooling coil for back up cooling with remote mounted condensing unit, and disconnect switch. 


 

	 	15.	Chilled water fan coil unit to serve elevator equipment rooms. Louvered face air devices are included throughout. Proposal carries an allowance for slot type diffusers
located at perimeter of casino. 

  

	 	16.	Heat and ventilation is included for the maintenance building. 

  

	 	17.	Wall mounted exhaust fans are included to provide ventilation in barns. 

  

	 	18.	Refrigerant piping to be “Type L” copper with silver soldered joints. 


 

	 	19.	 Suction lines to be insulated with
 1/2” Armaflex or equal. 


  

	 	20.	Two way valves to be utilized on all terminal boxes and air handling units. 


 

	 	21.	Three way valves will be provided at remote locations to minimize stagnant water. 


 

	 	22.	Chilled and hot water piping to be Standard Weight Black Steel with standard weight fittings and welded and/or mechanical joints in pipe sizes 3” and larger.


  

	 	23.	 Piping 2- 1/2” and smaller to be Type “L” copper with brazed or mechanical joints. 



 

	 	24.	Condenser water piping to be Schedule 40 Black Steel with standard weight fittings, and welded and/or mechanical joints. 


 

	 	25.	Reverse return pipe systems is are included 

  

	 	26.	 Condensate drain lines to have
 1/2” Armaflex insulation. Chilled and hot water piping 2 1/2” and greater to have
1 1/2” fiberglass insulation. Chilled and hot water piping 2” and smaller to have
 1/2” Armaflex insulation. Supply ductwork will be wrapped with 1 1/2” duct wrap with sealed vapor barrier in casino areas only.



  

	 	27.	Back of house areas with return air plenums to have exposed ductwork. All welded grease duct is to be wrapped with 3M firewrap. 


 

	 	28.	 Return duct will be lined with
 1/2” duct liner. Return boots below units to have two joints of duct with one elbow for sound attenuation. 



 

	 	29.	Direct digital control (DDC) system is included to control mechanical plant, air handling units, VAV boxes, and fan coil units. Includes workstation, graphics, and 24
hours owner training. System to operate on BACnet protocol and fully communicate with referenced equipment. DDC Sensors to be located in computer rooms, IDF rooms, elevator equipment rooms, etc to monitor temperature in space. DDC system will
monitor alarm contacts on all Liebert computer room equipment. Factory trained service and controls technicians will start up and balance the entire mechanical system. DDC Controls on small equipment (Equipment such as elevator cooling, barn exhaust
fans) 


  

									
		 		 	7	 		 	 River Downs
 Cincinnati,
OH











	 	30.	Time is included to assist commissioning agent provided by owner’s agent. 


 

	 	31.	Air and water balance is included for our systems. 

  

	 	32.	Certified air and water balance to be completed by our own NEBB certified technicians. 


 

	 	33.	No humidification system is included 

 Plumbing 
  

	 	1.	Sanitary 

  

	 	a.	Underground sanitary to be Sch 40 PVC and all above ground sanitary and vent piping to be cast iron. 


 

	 	b.	Sanitary will run underground to various areas and then turn vertical up thru garage level at columns to collect discharge from casino level. This will keep heat trace
to a minimum. 

  

	 	c.	All piping exposed on garage level will be heat traced. 

  

	 	d.	Trap primers included for all floor drains, bathrooms, kitchens. (No trap primers included for floor drains or floor sinks serving coolers and freezers).


  

	 	e.	All garage drains to be run into sanitary. Since more than 50% of this area is walled off code requires drains to be piped to sanitary. 


 

	 	f.	No condensate drains from freezer/coolers included. 

  

	 	2.	Grease Waste 

  

	 	a.	(1) 3000-4000 gallon concrete interceptor. 

  

	 	b.	Grease interceptor to be located toward east end of facility near truck dock. 


 

	 	c.	All grease waste piping will be heat traced and insulated. 

  

	 	d.	Grease waste piping will serve main kitchen, employee kitchen, chop house kitchen. 


 

	 	e.	Grandstand to have its own free standing grease interceptor. 

  

	 	f.	All grease waste piping to be cast iron. 

  

	 	3.	Storm 

  

	 	a.	(12) Storm risers located at exterior walls per attached drawing. 

  

	 	b.	Secondary storm system included; Architect / Engineer to specify location of downspout nozzles. 


 

	 	c.	Included storm drainage for porte cochere. 

  

	 	d.	Included storm drainage for the grandstand overhang. 

  

	 	e.	All above ground storm to be cast iron. 

  

	 	f.	Insulate all horizontal. 

  

	 	g.	No heat trace included for any storm piping. 

  

	 	h.	Drains for Terrace level roofs and exterior platforms included. 


  

									
		 		 	8	 		 	 River Downs
 Cincinnati,
OH











	 	4.	Domestic Water 

  

	 	a.	A 4” water service with 3” meter included. 

  

	 	b.	The static water pressure is 86 psi. Residual pressure is 62psi and flow is 1077gpm. 


 

	 	c.	Flow is from third hydrant east of Sutton and static is from second hydrant east of Sutton. This eliminates the need for a booster pump unless the hotel is to be served
from the same water service. 

  

	 	d.	We have included non-potable water and backflow preventor for HVAC make-up water and irrigation in central plant. 


 

	 	e.	Frost proof wall hydrants at 100’ intervals are included. 

  

	 	f.	140 degree water will be recirculated throughout to kitchens and 120 degree will be obtained by point of use tempering valves for all public use fixtures.


  

	 	g.	A water softener will be provided for hot water only. 

  

	 	h.	We have provided water to soda and liquor pump room. 

  

	 	i.	Based on Stainless Steel and Copper. 

  

	 	j.	Backflows (2) 3”. 

  

	 	k.	Re-circulation pumps (4) parallel with by-pass & isolation valves. 


 

	 	l.	Backflow for non-potable system 2” with meter. 

  

	 	m.	Backflow & deduct meter for irrigation. 

  

	 	n.	Expansion tank (2). 

  

	 	o.	Plate heat exchanger with (2) storage tanks. 

  

	 	p.	2 re-circulation pumps between exchangers. 

  

	 	q.	Refrigeration supply 2” 

  

	 	r.	(6) Roof hydrants included. 

  

	 	5.	Natural Gas 

  

	 	a.	Meter location on north side of building will be extended through building to the central plant and kitchens. 


 

	 	b.	Pressure regulating valves vented to exterior, will be provided. Actuated gas valves for kitchen equipment will be furnished and installed. 


 

	 	c.	Interlock with fire protection system by others. 

  

	 	d.	Based on Sch. 40 Blk Iron A53. 

  

	 	e.	4” gas main brought to the Plant in a box. 

  

	 	f.	4” gas to kitchen. 

  

	 	g.	Regulators for kitchen. 

  

	 	h.	Many assumptions made for gas hook-ups in kitchens due to lack of information. Please see drawings which detail drops. 


 

	 	i.	No gas at laundry area. 


  

									
		 		 	9	 		 	 River Downs
 Cincinnati,
OH











	 	6.	Plumbing Fixtures 

  

	 	a.	Water conserving type fixtures will be provided per specifications. 

  

	 	b.	Battery operated sensor type for all front of house and manual flush for back of house fixtures. 


 

	 	c.	Plumbing Fixture Material Budget of $138,000.00 is included. 

 DIVISION 16 
 Electrical 

All electrical items are to be furnished and installed per the Responsibility Matrix dated February 28, 2013, SD Drawings dated
1/28/2013, MSA Schematic Design Narrative dated 1/28/13. 
  

	 	1.	Distribution, Generators, UPS & Transfer Switches 

  

	 	a.	Furnish and install all electrical service entrance equipment which includes (2) 4000 amp 480/277 volt 3 phase 4 wire service and secondary conduit and wire. All
secondary feeders to be aluminum 

  

	 	b.	Furnish and install 285’ of (8) empty 5” PVC concrete encased utility conduits. 


 

	 	c.	Furnish and install (1) 1,500kW 480/277 volt diesel generator along with (1) 300kw 480/277 volt diesel generator and necessary automatic transfer switches.


  

	 	d.	Furnish and install at minimum (1) 65KVA UPS 15 minutes battery time. 


 

	 	2.	Lighting and Lighting Controls 

  

	 	a.	Furnish and install interior general lighting, which includes can light, troffers, cove lighting, strip lights and egress lighting. Lighting material budget is
$1,150,000.00 

  

	 	b.	Labor has been included for the owner furnished fixtures 

  

	 	c.	Furnish and install all lighting controls including a complete dimming and relay panel system as required. Budget for this scope of work is $200,000


  

	 	d.	Furnish and install ETLC lighting transfer cabinet for emergency dimmable light fixtures 


 

	 	3.	Lightning Protection 

  

	 	a.	Provide and install lighting protection according to UL requirements. Structural Steel to be utilized as the down conductors. 


 

	 	4.	HVAC and Equipment 

  

	 	a.	Provide electrical rough in and single point connection to (1) Central Chiller Plant 


 

	 	b.	Provide electrical rough in and single point connection for exhaust fans 

  

	 	c.	Provide electrical rough in and single point connection for AHU units 

  

	 	d.	Provide electrical rough in and single point connection to pumps and hot water heaters associated with the plumbing scope of work. 


 

	 	e.	Provide electrical rough in for elevators. 

  

	 	f.	Provide electrical rough in for escalators. 

  

	 	g.	Provide electrical rough in for walk in freezers, beer cooler, vegetable cooler and dairy cooler. 


 

	 	h.	Provide electrical rough in and single point connection for uniform conveyors. 


  

									
		 		 	10	 		 	 River Downs
 Cincinnati,
OH











	 	i.	Provide electrical rough in and single point connection for trash compactors. 


 

	 	5.	Restaurant and Kitchens 

  

	 	a.	Provide electrical rough in and single point connection for kitchen equipment located in the following areas. 


 

	 	b.	Furnish and install task light fixtures per food systems notes. 

  

	 	c.	Provide electrical rough in and single point connection for dock levelers. 


 

	 	d.	Provide electrical rough in and single connection for automatic door openers. 


 

	 	e.	Provide electrical rough in for (1) pump located in the soda / liquor room. 


 

	 	6.	Gaming Floor 

  

	 	a.	Furnish and install 36” wiremold header duct. 

  

	 	b.	Furnish and install #4 wiremold duct 

  

	 	c.	Furnish and install power and data cabling for slot machines 

  

	 	d.	Provide power connections to 120 volt gaming related attractions signs 

  

	 	e.	Provide power connections to 120 volt progressive signs 

  

	 	f.	Furnish and install dedicated duplex receptacles to feed ATM machines. 

  

	 	g.	Furnish and install dedicated receptacles to feed my choice kiosk 

  

	 	h.	Furnish and install a complete Telephone & Data distribution network including fiber and cooper cabling and terminations complete. All cabling assumed to be
CAT 6. Budget is based on all cabling to be run open in J-hooks. 

  

	 	i.	Provide rough-ins, J hooks, cabling and terminations for CCTV systems. CCTV equipment to be provided by owner. 


 

	 	j.	Provide cabling and termination for card access doors. All equipment to be provide by owner 


 

	 	k.	Provide ceiling mounted speakers along with required cabling. Also provided one paging equipment rack with required amplifiers. 


 

	 	7.	General Power 

  

	 	a.	Furnish and install dryer receptacles 

  

	 	b.	Furnish and install dedicated 20 amp 120 volt duplex receptacles for wash machines. 


 

	 	c.	Provide electrical rough in for hand dryers. 

  

	 	d.	Furnish and install dedicated and general purpose receptacles. 

  

	 	e.	Furnish and install twist lock receptacles located in the IDF rooms 

  

	 	f.	Furnish and install weather proof GFI duplex receptacles 

  

	 	8.	Casino, Restaurants, Back of House, Grandstands Low Voltage and Fire Alarm 


 

	 	a.	Provide a complete distribution network for the Master Antenna Television System for location, including J hooks, copper cabling and terminations. All cabling to be
open in J-hooks 

  

	 	b.	Provide complete raceway system for the two way communication system. 

  

	 	c.	Provide power, low voltage rough-ins, cabling and terminations for monitors and big screen televisions and roof mounted satellite dishes. Budget based on all monitors,
televisions, satellites and head end equipment to be provided by the owner. 

  

	 	9.	Customer and Employee Parking Lot & Site 

  

	 	a.	Furnish and install twin head metal halide pole light fixtures 

  

	 	b.	Furnish and install single head metal halide pole light fixtures 


  

									
		 		 	11	 		 	 River Downs
 Cincinnati,
OH











	 	c.	Furnish and install decorative entrance pole light fixtures. 

  

	 	d.	Budget included for these fixtures $215,000 

  

	 	10.	Budget based on the use MC Cable throughout the project where allowed by code and the local Authority Having Jurisdiction 


  

									
		 		 	12	 		 	 River Downs
 Cincinnati,
OH










 EXHIBIT Q 
 MILESTONES 







 EXHIBIT Q 
 MILESTONES 
 Revised Design Deliverable Schedule Dates Required for May 1, 2014
Completion 
  

					
	  	  	 Issued By
	  	 Need By

	 Demo Plan For Track
	  		  	N/A
	 Site Civil/Utilities Complete
	  	1/17/2013	  	4/8/2013
	 Track Relocation CDs
	  		  	4/2/2013
	 Foundation Package (Piles/Caps)
	  	1/17/2013	  	3/11/2013
	 Foundation Permit
	  		  	3/18/2013
	 Structure Foundation Permit
	  		  	1/14/2013
	 Response to County
	  		  	2/25/2013
	 OTB Expansion
	  		  	3/12/2013
	 Coordination Review
	  		  	4/8/2013
	 Structural Steel Gaming/BOH
	  		  	3/18/2013
	 Structural Steel Mill Order
	  		  	2/20/2013
	 Rev 1
	  		  	2/22/2013
	 Rev 2
	  		  	3/6/2013
	 Rev 3
	  		  	4/1/2013
	 Structural Steel Podium Permit - Rev 1
	  		  	5/7/2013
	 Concrete Podium Structure Permit**
	  		  	3/22/2013
	 Grandstand Structural CDs - Not Complete
	  	6/14/2013	  	5/17/2013
	 Gaming/BOH Exterior Cladding CDs
	  	Progress Package Issued
on 3/20/13	  	5/1/2013
	 Barns/Backside CDs - This is Design/Build by YP
	  		  	5/1/2013
	 Grandstand MEP Rough In
	  		  	5/17/2013
	 Permit Package for Gaming, BOH, and Grand Stand
	  	Status Set Issued 5/1/13	  	6/10/2013
	 Interior Design/FFE Complete
	  		  	50% Complete by 7/15/13
100% Complete by 9/1/13

  

	**	needs to be submitted immediately to County for approval in order to allow review and approval