In the United States Court of Federal Claims 

No. 15-1473C 

(Filed: September 28, 2016) 

__________________________________ 

BAISTAR MECHANICAL, INC., 

 Plaintiff, 

 v. 

UNITED STATES, 

 Defendant. 

__________________________________ 

) 

) 

) 

) 

) 

) 

) 

) 

) 

) 

) 

) 

Contract dispute; express contractual 

limitations on the authority of the contracting 

officer’s technical representatives to bind the 

government; claims for equitable 

adjustments; no jurisdiction over quantum 

meruit claim; the emergency exception 

regarding authority to bind the government 

to contract; duty to cooperate 

Joshua G. Whitaker, Adelphi LLP, Baltimore, Maryland, for plaintiff. 

Douglas T. Hoffman, Trial Attorney, Commercial Litigation Branch, Civil Division, 

United States Department of Justice, Washington, D.C., for defendant. With him on the briefs 

were Benjamin C. Mizer, Principal Deputy Assistant Attorney General, Civil Division, and 

Robert E. Kirschman, Jr., Director, Donald E. Kinner, Assistant Director, and Scott D. Austin, 

Assistant Director, Commercial Litigation Branch, Civil Division, United States Department of 

Justice, Washington D.C. With Mr. Hoffman at the hearing was Kyle Hearns, Bureau of the 

Fiscal Service. 

OPINION AND ORDER 

LETTOW, Judge. 

This case arises from a contract dispute between Baistar Mechanical, Inc. (“Baistar”) and 

the United States (“the government”), acting through the Bureau of the Fiscal Service (“Fiscal 

Service”), for the Armed Forces Retirement Home (“Retirement Home”). The Fiscal Service, a 

component of the U.S. Department of the Treasury, provides procurement services to the 

Retirement Home on a reimbursable basis. See Def.’s Mot. to Dismiss and Mot. for Summary 

Judgment (“Def.’s Mot.”) at 3, ECF No. 10. The Retirement Home, an independent agency 

within the Executive Branch, serves certain former and retired members of the military. Id. In 

2010, Baistar successfully bid on and was awarded the Retirement Home’s Ground Maintenance 

and Snow Removal Services Contract (“the ground maintenance contract”). Compl. ¶ 20. The 

contract was executed in December 2011, and contemplated a five-year period of performance 

beginning on December 16, 2011. Compl. ¶ 20; see also Def.’s Mot. App. (“Def.’s App.”), at 
2 

A1-50 (Contract).1

 The contract was cut short, however, in July 2015, when it was terminated by 

the Fiscal Service’s contracting officer. Compl. ¶ 66. 

 The complaint states eight separate counts as grounds for relief. Baistar alleges that the 

government failed to properly compensate Baistar for services it performed outside the scope of 

the contract, as well as certain services it performed within the contract, between 2010 and 2015 

(Counts I, III, IV, V). Additionally, Baistar alleges that the government impeded its performance 

by improperly preventing Baistar from storing necessary equipment on-site and by failing to 

order services identified in the contract (Counts VI, VIII). Finally, Baistar alleges that the 

government improperly terminated the contract in 2015 (Count VII).2 As a result, Baistar 

requests equitable adjustments to the contract. See Compl. In response, the government 

answered the complaint, contending that Baistar is not entitled to compensation for any of its 

claims and that the contract termination was proper. See generally Answer, ECF No. 7. 

Pending before the court is the government’s motion to dismiss plaintiff’s complaint or, 

alternatively, for summary judgment, pursuant to Rules 12(b)(6) and 56 of the Rules of the 

United States Court of Federal Claims (“RCFC”). The motions have been briefed and were 

addressed at a hearing on August 18, 2016. 

BACKGROUND 

Baistar provides services to the government that include engineering, facilities 

management, maintenance, and construction. Compl. ¶ 6. On December 16, 2011, the Fiscal 

Service awarded Baistar the ground maintenance contract for the Retirement Home’s property in 

Washington, D.C. Compl. ¶¶ 5, 20, 21. The 270-acre property provides residence and related 

services to several hundred retired members of the military. Compl. ¶ 5. The contract outlined a 

potential five-year period of performance, with a renewable option at the end of each year. 

Compl. ¶ 20. Baistar has worked at and with the Retirement Home since 2007 through a total of 

approximately 24 contracts. See Compl. ¶ 7; Def.’s Mot. at 3. 

 Baistar alleges that disputes arose throughout the contractual period until the contract was 

terminated by the Retirement Home in 2015. Most of the disputes centered on directions Baistar 

received from the contracting officer’s representatives who were on-site. Several contracting 

officers were involved in administering the contract, each of whom was located at the Fiscal 

Service’s office in Parkersburg, West Virginia. See Compl. ¶ 26, Def.’s App. A72, A88. The 

specific topics and elements in dispute are addressed by the separate counts stated in the 

complaint. 

                                                             1

The appendix to the government’s motion consists of the contract and 27 additional 

documents relating to Baistar’s performance, tallying 167 sequentially numbered pages. The 

appendix will be cited as “Def.’s App. A___,” showing the pertinent page number. 

2

At the hearing held on August 18, 2016, Baistar’s counsel conceded that Count II can be 

dismissed by agreement. Hr’g Tr. 35:7-9 (Aug. 18, 2016). That count alleged that the Fiscal 

Service had arranged for another contractor to perform services that the contract provided would 

be performed by Baistar. In actuality, the services at issue were performed on a volunteer basis. 

Def.’s Mot. at 12-13. 
3 

A. Items in Dispute 

1. Count I.

 In Count I, Baistar alleges that it performed certain services regarding the boiler plants 

and hiking trail at the Retirement Home, but without compensation. Compl. ¶¶ 73-87. In 

November 2010, Baistar alleges that two of the contracting officer’s representatives requested 

assistance from Baistar for the planning and design of the current boiler plant and future plants at 

the Retirement Home. Compl. ¶¶ 75, 77, 79. Despite Baistar’s alleged planning efforts and 

ongoing communications with the contracting officer’s representatives in 2011 and 2012, Baistar 

was not selected as the contractor for the plant projects. Compl. ¶¶ 77-79. Baistar alleges that its 

design and feasibility study efforts allowed the Retirement Home to avoid paying for those 

activities and caused that work not to be required of the later-hired contractor that was ultimately 

selected. Compl. ¶ 77. As a result, Baistar seeks $65,600 in damages for uncompensated 

services. Compl. ¶ 86. 

 

Additionally, Baistar seeks an equitable adjustment for services it allegedly performed 

related to the Retirement Home’s hiking trail. Baistar alleges that in August 2012, a contracting 

officer’s representative requested a proposal from Baistar to convert the hiking trail on the 

premises into a gravel trail. Compl. ¶ 80. Baistar submitted a proposal to the contracting officer 

as requested, but did not receive a response and was not selected for the project. Compl. ¶¶ 81-

83. Baistar alleges that the Retirement Home and the contractor ultimately hired for the hiking 

trail relied on Baistar’s proposal and designs in completing the project. Compl. ¶ 83. As a 

result, Baistar claims $3,050 in uncompensated services. Compl. ¶ 86. 

2. Count III. 

As described, Baistar was not selected as the contractor for the hiking trail project. 

Compl. ¶ 83. Subsequently, however, Baistar alleges that a contracting officer’s representative 

directed Baistar to repair part of the hiking trail after the contractor that had been retained 

improperly compacted the gravel. Compl. ¶ 100. Baistar alleges that it provided $5,232 in 

uncompensated services in May 2013 and submitted an invoice, but the invoice was rejected. 

Compl. ¶¶ 101, 105. 

3. Count IV. 

 As part of its contract with the Retirement Home, Baistar was obligated to maintain the 

Retirement Home’s “Historic Canal.” Compl. ¶ 107. Baistar alleges that it provided certain 

services related to the canal, which were outside the scope of the ground maintenance contract, 

without receiving compensation. Compl. ¶¶ 106-22. 

 First, Baistar alleges that it was directed to perform tree and stump removal services 

outside the scope of the contract. The contract between Baistar and the Retirement Home 

required Baistar to remove debris and vegetation from the canal, but it did not address tree or 

stump removal. Compl. ¶ 107. Upon finding problematic trees and stumps that needed removal 

in July 2013, Baistar informed the contracting officer and representative. Compl. ¶¶ 108-10. 
4 

The contracting officer at the time requested that the trees and stumps be removed. Compl. ¶ 

109. Before removal, however, Baistar was directed by the representative to provide an 

arborist’s report; the contracting officer also requested such a report. Compl. ¶¶ 109-10, Ex. 55. 

Baistar allegedly provided the requested report in November 2013 to a contracting officer’s 

representative, but did not initially receive a response. Compl. ¶ 111. In March 2014, however, 

Baistar alleges the contracting officer approved the tree and stump removal verbally and by email. Compl. ¶ 115. Baistar alleges that Retirement Home staff were “actively aware” of and 

directly supervised Baistar’s removal of the trees and stumps. Compl. ¶ 116. The government 

responds that the approval via e-mail in March 2014 related only to a cure notice the contracting 

officer issued in February 2014, not Baistar’s proposal regarding the additional tree and stump 

removal work. See Def.’s Mot. at 15-16. Thereafter, Baistar’s principal sent an e-mail in which 

he stated that he initially “interpreted [the contracting officer’s] e-mail as if it referred to the 

proposed [tree and stump removal] work dated 11-6-2013,” but then admitted that the e-mail 

“only referred to . . . the cure notice.” Id. at 16. Baistar submitted an invoice for the completed 

stump removal work on September 30, 2014, but it was rejected. Compl. ¶ 117. Baistar claims 

$17,840 in damages for uncompensated services. Compl. ¶ 121. 

 Second, Baistar alleges that it was directed to perform certain brick repairs at the canal, 

which were outside the scope of the contract and uncompensated. The contract directed Baistar 

to reposition bricks and stones at the canal as necessary, but did not address brick repair. Compl. 

¶ 107. The contracting officer explicitly indicated in a July 2013 e-mail that she did not want 

Baistar repairing any bricks. Compl. Ex. 55. Baistar included a proposal to repair the walls of 

the canal in a report dated November 2013, but it did not initially receive a response from the 

contracting officer. Compl. ¶¶ 112-13. Similar to the tree and stump removal claim, Baistar 

alleges that the contracting officer approved the proposal both verbally and through an e-mail in 

March 2014. Compl. ¶ 115. The government again responds by arguing that the March approval 

via e-mail only related to the Cure Notice issued in February, noting that Baistar’s principal 

admitted as much in an e-mail. See Def.’s Mot. at 15-16. Baistar submitted an invoice on 

September 30, 2014, but the contracting officer rejected it. Compl. ¶ 117. Baistar alleges $4,390 

in uncompensated services. Compl. ¶ 121. 

4. Count V. 

 Under the contract, Baistar was required to provide snow pre-treatment, snow and ice 

removal, and ice prevention services at the Retirement Home. Compl. ¶ 126. Baistar alleges that 

it performed certain snow-related services outside the scope of the contract, as well as within the 

scope of the contract, without adequate compensation. First, Baistar alleges that the contracting 

officer’s representatives directed Baistar to provide significant snow removal services in areas 

outside the scope of the contract. Compl. ¶¶ 129-34. Baistar further alleges that the contracting 

officers effectively authorized the work because they were copied on the e-mail orders from the 

representatives, but took no affirmative steps to stop Baistar from performing the alleged out-ofscope work. Compl. ¶¶ 131-32.3

 Baistar alleges $163,881.93 in damages for uncompensated 

services. Compl. ¶ 148. 

                                                             3

The government does not concede that such services were outside the scope of the 

contract. See Def.’s Mot. at 23 n.9. 
5 

Second, Baistar alleges that the contracting officer repeatedly did not allow Baistar to 

submit invoices for certain snow-related services Baistar provided, and did not pay other 

invoices in full. Compl. ¶ 135. Baistar concedes that it agreed to the contracting officer’s 

demands and accepted the reduced payments. Compl. ¶ 135. Baistar alleges $22,840 in 

damages for uncompensated invoices. Compl. ¶ 149. 

Third, Baistar alleges that the contracting officer reduced the amounts of salt provided by 

Baistar on its invoices and rejected salt usage and treatment invoices submitted by Baistar. 

Compl. ¶¶ 136-42. Baistar alleges $44,200.80 in damages for uncompensated salt materials and 

services. Compl. ¶ 149. 

5. Count VI. 

Between December 2011 and October 2014, Baistar used an equipment storage area on 

the Retirement Home premises to store its “contract performance items.” Compl. ¶¶ 156-57. 

Baistar alleges that on-site storage was discussed during the contract proposal period, before the 

governing contract was executed; at that time, contracting officer’s representatives allegedly told 

Baistar that it would have access to an equipment storage area during the contract period. 

Compl. ¶ 156. The prior incumbent contractor had reportedly used the same area, which could 

be secured, and Baistar then used the area for the first years of its contract performance. Compl. 

¶¶ 156-57. In October 2014, however, the Fiscal Service informed Baistar that it could no longer 

use the area for storing equipment. Compl. ¶ 157. As a result, Baistar had to transport its 

equipment to the Retirement Home daily, resulting in alleged additional costs of $10,401.89. 

Compl. ¶¶ 158, 163. 

In addition to relying on the representations of the contracting officer’s representatives, 

Baistar alleges that it relied on the explicit terms of the contract. The contract stated that Baistar 

would “be allowed to store [s]alt, [s]and, and other snow removal and [i]ce treatment materials in 

a designated area determined by [the Retirement Home].” Compl. ¶ 153. The contract also 

stated that Baistar would remove its equipment and materials upon termination of the contract. 

Compl. ¶ 154. 

The government responds that the contract does not provide an allowance for equipment 

storage or equipment transportation costs. See Def.’s Mot. at 16-19. To support its position, the 

government points to a specific provision in the contract that states “[t]he [g]overnment will not 

provide facilities and the [c]ontractor shall not place, construct, or otherwise provide additional 

buildings or facilities at the [Retirement Home] without prior written approval.” Id. at 17. The 

contract detailed a fixed monthly payment to Baistar for its services without any additional 

reference to equipment, and also noted that the contractor would provide transportation and 

equipment. Id. at 16-17. 

6. Count VII. 

On June 18, 2015, the contracting officer issued a Cure Notice based on Baistar’s failure 

to adequately maintain the Retirement Home grounds, green roofs, historic canal, flower beds, 

irrigation system, and trees, as required by the contract. Compl. ¶¶ 57, 165, Ex. 4. Baistar 
6 

responded on June 26, 2015, with a detailed letter requesting clarification and further specifics 

on the deficient areas. Compl. ¶¶ 60, 170, Ex. 5. The contracting officer did not respond to that 

letter. Instead, the officer issued a “Stop-Work Order” on July 6, 2015 after receiving a 

“profanity-laced” e-mail from Baistar’s principal. See Compl. ¶ 173, Ex. 6; Def.’s Mot. at 34. 

On July 10, 2015, the contracting officer terminated the contract for default. Compl. ¶ 178. As a 

result of the contracting officer’s allegedly improper actions in terminating the contract, Baistar 

requests damages. Compl. ¶¶ 180-81. 

7. Count VIII. 

In its final count, Baistar alleges that the Retirement Home consistently refused to order 

certain services falling within the contract, including emergency, special events, tree removal, 

and hardscaping services. Compl. ¶¶ 182-98. Baistar alleges that such refusals were not done 

for a legitimate business purpose, but rather to harm Baistar. Compl. ¶¶ 182-98. As a result, 

Baistar requests $40,000 for lost profits and unrecovered labor costs, and $300,000 for loss of 

business expectation. Compl. ¶ 198. 

In response, the government contends that the contract did not require the Retirement 

Home to order minimum amounts of services. See Def.’s Mot. at 19-23. Although the contract 

required Baistar to provide emergency services “[u]pon notification of an emergency” and set 

forth the price Baistar would be paid if such services were provided, it did not obligate the 

Retirement Home to order any emergency services from Baistar. Id. at 19-20. Similar 

provisions were set forth for special events, tree removal, and hardscaping. Id. at 20-23. 

B. Contracting Authority

 The contract reserved contracting authority exclusively to the contracting officer. 

Specifically, the contract provided: 

Any additional services or a change to work specified which may be performed 

by the contractor, either at its own volition or at the request of an individual other 

than a duly appointed [contracting officer], except as may be explicitly authorized 

in the contract, will be done at the financial risk of the contractor. Only a duly 

appointed [contracting officer] is authorized to bind the [g]overnment to a 

change in the specifications, terms, or conditions of this contract.

Def.’s App. A46 (Performance Work Statement (“PWS”) ¶ 28) (emphasis added). Furthermore, 

the contract explicitly stated that the contracting officer’s representatives did “not have authority 

to issue technical direction that . . . [c]hanges any of the terms, conditions or 

specification(s)/work statement of the contract.” Def.’s App. A16 (incorporating and quoting 

DTAR § 1052.201-70(c)).4

 If a representative did provide technical direction that Baistar 

believed to be outside of the representative’s authority, Baistar was required to “proceed 

promptly with performance” and then “immediately notify the contracting officer no later than 

the beginning of the next [g]overnment work day.” Id. (DTAR § 1052.201-70(e)). 

                                                             4

“DTAR” is the acronym for Department of the Treasury Acquisition Regulations. 
7 

C. Baistar’s Requests for Equitable Adjustments 

Baistar submitted requests for equitable adjustments regarding the alleged services it 

provided in Counts I-VI above, but the contracting officer denied all the requests in 2015. 

Compl. ¶¶ 72, 74, 89, 95, 107, 124, 152; Def.’s Mot. at 6-7. Baistar then filed suit in this court 

on December 4, 2015 to recover equitable adjustments for the work Baistar allegedly performed. 

See Compl. The government responded with an answer and then its motion to dismiss plaintiff’s 

complaint or, alternatively, for summary judgment, which is now pending before the court. See 

Def.’s Mot. 

JURISDICTION 

 The Tucker Act provides this court with jurisdiction over “any claim against the United 

States founded . . . upon any express or implied contract with the United States.” 28 U.S.C. § 

1491(a)(1). Under the Tucker Act, this court more specifically has “jurisdiction to render 

judgment upon any claim by or against, or dispute with, a contractor arising under section 

7104(b)(1) of title 41, including a dispute concerning termination of a contract.” 28 U.S.C. § 

1491(a)(2). The recodified Contract Disputes Act (“CDA”), 41 U.S.C. §§ 7101-7109,sets forth 

procedures a contractor must follow to pursue a claim against the federal government. So long 

as those procedures are followed, a contractor may bring a claim in the United States Court of 

Federal Claims “in lieu of appealing the decision of a contracting officer . . . to an agency 

board.” 41 U.S.C. § 7104(b)(1). 

To comply with the CDA, “the contractor must submit a proper claim” and “must have 

received the contracting officer’s final decision on that claim.” M. Maropakis Carpentry, Inc. v. 

United States, 609 F.3d 1323, 1328 (Fed. Cir. 2010). A claim is “a written demand or written 

assertion by one of the contracting parties seeking, as a matter of right, the payment of money in 

a sum certain, the adjustment or interpretation of contract terms, or other relief arising under or 

relating to the contract.” 48 C.F.R. § 2.101; see H.L. Smith, Inc. v. Dalton, 49 F.3d 1563, 1564-

65 (Fed. Cir. 1995) (holding that this definition of “claim” governs in CDA actions). The 

contractor must file its claim with the contracting officer within six years of accrual and certify 

claims seeking more than $100,000. 41 U.S.C. §§ 7103(a), (b). Once a claim is submitted, the 

contracting officer must issue a decision within 60 days or, for claims over $100,000, notify the 

contractor within 60 days of when a decision will be issued. 41 U.S.C. § 7103(f). After a final 

decision is issued, the contractor may challenge a contracting officer’s decision by filing a 

complaint in this court within twelve months. 41 U.S.C. § 7104(b)(1), (3). 

Between June and August 2015, Baistar complied with the CDA by submitting written 

requests to the contracting officer for equitable adjustments under Counts I-VI above. Compl. ¶¶ 

72, 74, 89, 95, 107, 124, 152; see also Def.’s Mot. at 6-7. After the contracting officer issued 

final decisions rejecting each of these requests between August and November 2015, see, e.g., 

Def.’s App. A96-97, A98-99, A100-01, A102-03, A104-06, Baistar filed suit in this court in 

December 2015, well within the twelve-month limitation period. Thus, the court has jurisdiction 

over Baistar’s claims. 
8 

The government nonetheless argues that Baistar’s allegations, if accepted as true, would 

divest the court of jurisdiction. See Def.’s Reply to Pl.’s Opp’n (“Def.’s Reply”) at 18-19, ECF 

No. 12. Among other things, Baistar contends that the contracting officer denied Baistar’s 

equitable adjustment requests improperly, on the ground that the officer lacked “personal 

knowledge and independent decision making.” See Pl.’s Opp’n to Def.’s Mot. (“Pl.’s Opp’n”) at 

17, ECF No. 11. The government asserts that a proper final decision from the government is a 

prerequisite for jurisdiction under the CDA, and if the contracting officer did in fact deny 

Baistar’s requests improperly, as Baistar alleges, then there would be no final decision from a 

contracting officer and the court would lack jurisdiction over Baistar’s claims. See Def.’s Reply 

at 18-19; see also 41 U.S.C. §§ 7103, 7104(b)(3); Buse Timber & Sales, Inc. v. United States, 45 

Fed. Cl. 258, 265 (1999). 

 This ancillary jurisdictional contention by the government regarding the CDA is sophistic 

and unavailing. When a contracting officer fails to issue a final decision within the allotted time 

under the CDA, the contractor’s claim is “deemed” denied and the contractor is permitted to seek 

relief in this court. 41 U.S.C. § 7103(f)(5); see United Partition Sys., Inc. v. United States, 59 

Fed. Cl. 627, 634-35 (2004) (citing Case, Inc. v. United States, 88 F.3d 1004, 1008-09 (Fed. Cir. 

1996); Southern Cal. Edison v. United States, 58 Fed. Cl. 313, 320 (2003); Claude E. Atkins 

Enters. v. United States, 27 Fed. Cl. 142, 143-44 (1992)). For example, in United Partition, the 

court found the contracting officer’s final decision to be improper because the decision exceeded 

the officer’s scope of authority under the Federal Acquisition Regulations. 59 Fed. Cl. at 636-

39. The contractor’s claim nonetheless had been properly filed. As a result, the court treated the 

final decision as a “legal nullity” that did not affect the “contractor’s rights or obligations” and 

proceeded “as if the [decision] never occurred.” Id. at 637. Because the decision was treated as 

if it did not occur, plaintiff’s claims were deemed denied 60 days after the government received 

them. See id. at 637, 639-40. Thereafter, plaintiff had filed a timely complaint following that 

60-day period, and consequently the court had jurisdiction. See id. at 639-40 (noting that the 

contracting officer’s erroneous decision “cannot be held against [plaintiff]”). 

 Here, similarly, the validity of the contracting officer’s final decision is at issue. But 

even assuming Baistar is correct and the officer’s decision was improper, the court would still 

have jurisdiction. Under the framework of the CDA, as United Partition holds, an improper 

decision would simply be treated as a legal nullity, resulting in no decision at all. Baistar’s 

claims were properly submitted, and the officer’s failure to respond appropriately would be 

deemed a denial 60 days after receipt of those claims. See 41 U.S.C. § 7103(f)(5); United 

Partition, 59 Fed. Cl. at 637, 639-40. Because Baistar filed suit in December 2015, more than 60 

days after the contracting officer received Baistar’s requests for equitable adjustment, the court 

has jurisdiction over Baistar’s claims. 

STANDARDS FOR DECISION 

A. Rule 12(b)(6) 

When ruling on a motion to dismiss under RCFC 12(b)(6), the court must examine 

whether the complaint “contain[s] sufficient factual matter, accepted as true, to ‘state a claim to 

relief that is plausible on its face.’” Ashcroft v. Iqbal, 556 U.S. 662, 678 (2009) (quoting Bell 
9 

Atl. Corp. v. Twombly, 550 U.S. 544, 570 (2007)). To avoid dismissal, the facts alleged “must be 

enough to raise a right to relief above the speculative level, on the assumption that all the 

allegations in the complaint are true (even if doubtful in fact).” Kam-Almaz v. United States, 682 

F.3d 1364, 1367-68 (Fed. Cir. 2012) (quoting Twombly, 550 U.S. at 555). 

Additionally, the court is required to accept all factual allegations in the complaint as 

true, and to draw “all reasonable inferences” in favor of the non-moving party. Stanwyck v. 

United States, 127 Fed. Cl. 308, 311-12 (2016) (citations omitted); Bowers Inv. Co., LLC v. 

United States, 104 Fed. Cl. 246, 253 (2011) (quoting Sommers Oil Co. v. United States, 241 F.3d 

1375, 1378 (Fed. Cir. 2001)), aff’d, 695 F.3d 1380 (Fed. Cir. 2012). The court is not, however, 

required to accept mere legal conclusions, even when placed within factual allegations. See Rack 

Room Shoes v. United States, 718 F.3d 1370, 1376 (Fed. Cir. 2013) (citing Iqbal, 556 U.S. at 

678); Kam-Almaz, 682 F.3d at 1367-68 (citing Twombly, 550 U.S. at 555). 

Although the complaint “does not need detailed factual allegations,” Twombly, 550 U.S. 

at 555, it nonetheless must present more than “‘naked assertion[s]’ devoid of ‘further factual 

enhancement.’” Iqbal, 556 U.S. at 678 (citing Twombly, 550 U.S. at 557) (alteration in original). 

Thus, “conclusory allegations unsupported by any factual assertions will not withstand a motion 

to dismiss.” Howell v. United States, __ Fed. Cl. __, __, No. 16-316C, 2016 WL 4423917, at 

*14 (Fed. Cl. Aug. 15, 2016) (citing Briscoe v. LaHue, 663 F.2d 713, 723 (7th Cir. 1981), 

Bradley v. Chiron Corp., 136 F.3d 1317, 1322 (Fed. Cir. 1998)). 

B. Rule 56 

A grant of summary judgment is proper when the pleadings, affidavits, and evidentiary 

materials of the case demonstrate that “there is no genuine dispute as to any material fact and the 

movant is entitled to judgment as a matter of law.” RCFC 56(a); see Anderson v. Liberty Lobby, 

Inc., 477 U.S. 242, 247-49 (1986). There is a genuine dispute when the issue “may reasonably 

be resolved in favor of either party.” Id. at 250. A fact is considered material when it “might 

affect the outcome of the suit under the governing law.” Id. at 248. 

The moving party has the burden of establishing that no genuine issue of material fact 

exists. Celotex Corp. v. Catrett, 477 U.S. 317, 322-23 (1986). Therefore, the court is to draw all 

factual inferences “in the light most favorable to the party opposing the motion.” Matsushita 

Elec. Indus. Co., Ltd. v. Zenith Radio Corp., 475 U.S. 574, 587-88 (1986) (quoting United States 

v. Diebold, Inc., 369 U.S. 654, 655 (1962)). Summary judgment will be appropriate if “the 

record taken as a whole could not lead a rational trier of fact to find for the non-moving party.” 

Id. at 587. 

ANALYSIS 

A. The Court Lacks Jurisdiction over Baistar’s Quantum Meruit Claim 

Baistar argues that it is entitled to recover on a “quantum meruit basis for the value of the 

goods or services received by the government” because Baistar conferred a benefit to the 

Retirement Home by providing services outside the scope of the contract. Pl.’s Opp’n at 9. 

Quantum meruit presents an implied-in-law claim, which this court generally has no 
10 

jurisdictional power to hear. See International Data Prods. Corp. v. United States, 492 F.3d 

1317, 1325 (Fed. Cir. 2007); Atlas Corp. v. United States, 895 F.2d 745, 755 (Fed. Cir. 1990); 

see also Trauma Serv. Grp., Ltd. v. United States, 33 Fed. Cl. 426, 432 (1995) (“Claims for 

unjust enrichment on quantum mer[u]it damages state claims for breaches of contracts implied in 

law, over which the court has no jurisdiction.”) (citations omitted), aff’d sub nom. Trauma Serv. 

Grp. v. United States, 104 F.3d 1321 (Fed. Cir. 1997). 

An exception to the general rule exists only when a contractor in good faith provides 

goods or services to the government under an express contract that is later rescinded due to 

invalidity. See United States v. Amdahl Corp., 786 F.2d 387, 393 (Fed. Cir. 1986). This limited 

exception does not apply here because the contract’s validity is not disputed. Therefore, the 

court does not have jurisdiction over Baistar’s quantum meruit claim. 

B. Count I: The Court Requests a More Definitive Statement, Pursuant to Rule 12(e), 

Regarding Baistar’s Claims Regarding Alleged Boiler Plant Services 

Baistar’s claimed entitlement to an equitable adjustment for the boiler plant services, 

based on implied-in-fact contract, constructive change, and direct breach of contract theories, see 

Pl.’s Opp’n at 9-11, cannot and does not turn on the terms of the ground maintenance contract 

primarily at issue here. Baistar had been working with the Retirement Home since 2007 through 

a total of approximately 24 contracts. See Compl. ¶ 7; Def.’s Mot. at 3. Most significantly, 

Baistar alleges that some of these other contracts with the Retirement Home included services 

related to the boiler plant. See Compl. ¶¶ 7, 12; Hr’g Tr. 33:24-35:5 (Aug. 18, 2016). The terms 

of those contracts have not been specified. The government’s motion to dismiss this count 

focuses solely on the terms of the ground maintenance contract, see Def.’s Mot. at 10, and 

consequently is not particularly helpful to evaluating Baistar’s allegations. In this circumstance, 

the court requests a more definite statement from Baistar, pursuant to RCFC 12(e), regarding 

whether Baistar’s boiler plant services fell within one or more of the other then-existing contracts 

between Baistar and the Fiscal Service regarding the Retirement Home. 

C. Counts I, III, and IV: Baistar Is Not Entitled to Recover for Ground Maintenance 

Services Provided Outside the Scope of the Contract, Including Services Related to the 

Hiking Trail, Tree and Stump Removal, and the Historic Canal, Because the Services 

Were Not Ordered by a Government Agent with Authority to Bind the Government 

To bring a viable claim for an equitable adjustment, a plaintiff must prove three elements: 

“liability, causation, and resultant injury.” Servidone Constr. Corp. v. United States, 931 F.2d 

860, 861 (Fed. Cir. 1991).  Baistar contends that the government should be liable for the services 

Baistar provided outside the scope of the ground maintenance contract, relying on implied-infact contract, constructive change, and direct breach of contract theories. See Pl.’s Opp’n at 9-

11. The government responds that that no breach of contract or constructive change occurred 

because Baistar was not directed to perform the work by any government agent with authority to 

bind the government. See Def.’s Reply at 4-7. 

1. The implied-in-fact theory. 
11 

An implied-in-fact contract is premised on a meeting of the minds, which can be inferred 

from the conduct of the parties and the surrounding circumstances. Night Vision Corp. v. United 

States, 469 F.3d 1369, 1375 (Fed. Cir. 2006). To establish a valid contract with the government, 

a plaintiff must demonstrate “(1) mutuality of intent; (2) consideration; (3) lack of ambiguity in 

the offer and acceptance; and (4) actual authority to bind the government in contract on the part 

of the government official whose conduct is relied upon.” Vargas v. United States, 114 Fed. Cl. 

226, 233 (2014); see also Total Med. Mgmt., Inc. v. United States, 104 F.3d 1314, 1319 (Fed. 

Cir. 1997) (“The requirements for a valid contract with the United States are: a mutual intent to 

contract including offer, acceptance, and consideration; and authority on the part of the 

government representative who entered or ratified the agreement to bind the United States in 

contract.”). These requirements are the same for express and implied contracts. Trauma Serv. 

Grp., 104 F.3d at 1325. 

A government agent can bind the government if the agent possesses express or implied 

actual authority. H. Landau & Co. v. United States, 886 F.2d 322, 324 (Fed. Cir. 1989). Actual 

authority is implied when such authority is an “integral part of the duties assigned” to the 

particular government agent. Id. (quoting Ralph C. Nash, Jr. & John Cibinic, Jr., Formation of 

Government Contracts 43 (1982)). Authority will not be considered integral, and no implied 

authority will exist, when the action taken by the government agent contravenes the explicit 

terms of the governing contract. See Winter v. Cath-dr/Balti Joint Venture, 497 F.3d 1339, 1346 

(Fed. Cir. 2007) (holding that a government agent did not have implicit authority to modify the 

contract because the contract itself and an incorporated government regulation “explicitly 

state[d] that only the contracting officer had the authority to modify the contract”); P & K 

Contracting, Inc. v. United States, 108 Fed. Cl. 380, 391 (2012) (holding that a contracting 

officer’s representative did not have implicit authority to modify the contractor’s scope of work 

because the contract exclusively reserved that authority to the contracting officer), aff’d, 534 

Fed. Appx. 1000 (Fed. Cir. 2013); Cornejo-Ortega v. United States, 61 Fed. Cl. 371, 374 (2004) 

(noting that implied actual authority to create a contract does not exist when “express provisions 

limit the ability of an individual to enter into a particular type of contract or arrangement”) 

(citations omitted). 

Actual authority can be express or implied, but apparent authority is insufficient. H. 

Landau & Co., 886 F.2d at 324; see also Liberty Ammunition, Inc. v. United States, __ F.3d __, 

__, 2016 WL 4488151, at *9-10 (Fed. Cir. Aug. 26, 2016) (noting that while apparent authority 

can generally bind a principal in a private transaction, “the government is immune to actions of 

its agents who merely possess apparent authority”). A government agent’s mere appearance of 

authority alone will not provide that agent with the requisite authority to bind the government. 

See Miller Elevator Co. v. United States, 30 Fed. Cl. 662, 678 (1994). 

When a contractor works with or enters into an agreement with a government agent, the 

contractor is responsible for determining whether that agent can effectively bind the government. 

See City of El Centro v. United States, 922 F.2d 816, 820 (Fed. Cir. 1990) (“[A]nyone entering 

into an arrangement with the [g]overnment takes the risk of having accurately ascertained that he 

who purports to act for the [g]overnment stays within the bounds of his authority”) (citing 

Federal Crop Ins. Corp. v. Merrill, 332 U.S. 380, 384 (1947)); Advanced Team Concepts, Inc. v. 

United States, 68 Fed. Cl. 147, 150 (2005) (“[A] person contracting with the federal government 
12 

bears the burden of ascertaining that the agent is acting within the scope of her authority and 

duty”), clarified, 77 Fed. Cl. 111 (2007); see also Trauma Serv. Grp., 104 F.3d at 1325 (“[T]his 

risk remains with the contractor even when the [g]overnment agents themselves may have been 

unaware of the limitations on their authority.”). 

Here, Baistar has failed to sufficiently allege a valid implied-in-fact contract. Even under 

an implied contract theory, Baistar needed to allege that a government agent with actual 

authority directed Baistar to perform the out-of-scope services. Rather than doing so, Baistar 

alleges that the contracting officer’s representatives ordered the services.5

 The express 

provisions of the ground maintenance contract grant exclusive authority to the contracting 

officer, not the representatives, to make any changes regarding scope of work. Def.’s App. A46, 

¶ 28 (“Only a duly appointed C[ontracting ]O[fficer] is authorized to bind the [g]overnment to a 

change in the specifications, terms or conditions of this contract.”). Thus, the contracting 

officer’s representatives lacked express authority to bind the government. 

 Moreover, the contract terms and relevant regulation prevent Baistar from claiming 

implied actual authority. Even assuming that the representatives almost exclusively managed the 

contract, as Baistar alleges, they did not possess implied authority to order out-of-scope work. 

See Def.’s App. A16 (“The C[ontracting ]O[fficer’s ]T[echnical ]R[epresentative] does not have 

authority to issue technical direction that . . . [c]hanges any of the terms, conditions, or 

specification(s)/work statement of the contract.” (quoting DTAR § 1052.201-70(c))). Factually, 

this case is somewhat similar to Winter v. Cath-dr/Balti Joint Venture, where the contracting 

officer delegated certain authority to the representative, but the representative still lacked implied 

authority to modify the contract because the contract only authorized the contracting officer to do 

so. 497 F.3d at 1344-46. Similarly, the Fiscal Service’s contracting officer may have delegated 

management authority to its representatives, but that delegation was limited by the contract. The 

contract’s explicit terms gave the contracting officer exclusive authority to order out-of-scope 

work, and barred the representatives from implied authority to do the same. The fact that the 

representatives allegedly acted as if they had authority to direct work, or even believed they had 

authority, is insufficient. Baistar makes no claim that any of the out-of-scope work covered by 

Counts I, III, and IV involved emergencies or exigent circumstances. If they had, a different set 

of contractual provisions may have required Baistar to do the work and then authorized and 

required the government to pay for the work. See infra, at 14-15. 

2. The constructive change theory. 

When a contractor is directed to perform additional work outside the scope of the relevant 

contract, but is not directed to do so by a formal order, the contractor’s claim for equitable 

adjustment can be analyzed under the constructive change doctrine. “Where it requires a 

                                                             5

Baistar does also allege that the services provided under Count IV were ultimately 

approved by a contracting officer. However, this contention is not persuasive because Baistar’s 

own principal conceded, prior to this litigation, that the contracting officer’s approving e-mail 

only related to a recent proposal from Baistar regarding a cure notice, not Baistar’s proposed 

work sent several months earlier. See Compl. ¶ 115; Def.’s Mot. at 15-16. 
13 

constructive change in a contract, the [g]overnment must fairly compensate the contractor for the 

costs of the change.” Aydin Corp. v. Widnall, 61 F.3d 1571, 1577 (Fed. Cir. 1995). 

To establish a constructive change, a plaintiff must show that (1) it performed work 

outside the scope of the contract, and (2) it performed the work as a result of an informal 

government order, either express or implied, or due to the fault of the government. International 

Data Prods. Corp., 492 F.3d at 1325; Redland Co. v. United States, 97 Fed. Cl. 736, 755-56 

(2011) (citing Miller Elevator, 30 Fed. Cl. at 678). When the change to the contract creates 

materially different work for the contractor, it is a cardinal change that results in a breach of 

contract. See Bell/Heery v. United States, 739 F.3d 1324, 1335 (Fed. Cir. 2014). 

 Additionally, as with an implied-in-fact contract, the government agent directing the 

change must possess actual authority to bind the government. See Bell/Heery, 739 F.3d at 1335 

(noting that in analyzing a constructive change claim, the court must first determine whether the 

government agent ordering the work had the authority to do so); Winter, 497 F.3d at 1344 (“To 

demonstrate entitlement to an equitable adjustment, [plaintiff] must prove that the contract was 

modified by someone with actual authority.”); Miller Elevator, 30 Fed. Cl. at 693 (“As a general 

matter, the [g]overnment remains bound only by the words or actions of those possessed with 

authority to bind the [g]overnment.”). 

 Here, similarly to Baistar’s implied-in-fact contract claim, Baistar fails to sufficiently 

allege a constructive change because the changes were not ordered by any government agent 

with actual authority. Even assuming that Baistar performed services outside the scope of the 

contract at the request of the contracting officer’s representatives, Baistar’s claim fails. Baistar 

only received direction from the contracting officer’s representatives, and the terms of the 

contract gave the contracting officer exclusive authority to order out-of-scope services. 

3. The express contract theory. 

Baistar alleges that there is indisputably a valid contract, but it also concedes that the 

services at issue were outside the scope of the governing contract. See Pl.’s Opp’n at 2-3, 11. 

Because the out-of-scope services were not covered by the ground maintenance contract, they 

therefore must satisfy all the necessary elements of a new contract, including approval from a 

government agent with authority to bind the government. See Vargas, 114 Fed. Cl. at 233. 

Because no authority existed here, Baistar’s direct breach of contract theory also fails. 

For these reasons, the government’s motion to dismiss plaintiff’s complaint is granted 

with respect to the hiking trail services claimed in Count I, as well as all services for which 

claims are made in Counts III and IV. 

D. Count V: Baistar May Be Entitled to Recover for Snow Removal Services Provided 

Outside the Scope of the Contract as Well as Disputed Salt Charges If It Can Show That 

the Emergency Exception Applies 

1. Out-of-scope snow removal. 
14 

Baistar justifies its request for equitable relief regarding alleged out-of-scope snow 

removal services, based upon implied-in-fact contract, constructive change, and direct breach of 

contract theories. See Pl.’s Opp’n at 9-13. 6 Additionally, Baistar alleges a breach of the implied 

duty of good faith and fair dealing. See id. at 12-13. Here also, the government contends that no 

breach of contract or constructive change occurred because Baistar was not directed to perform 

the work by any government agent with authority to bind the government. See Def.’s Reply at 8-

9. 

 Baistar does not allege that any government agent with actual authority ordered the snow 

removal services. Baistar received directions from the contracting officer’s representatives, not 

the contracting officer. Even so, under the ground maintenance contract, the alleged out-ofscope snow removal services have a different potential basis for relief than do the out-of-contract 

services alleged in Counts I, III, and IV. Snow and ice on the premises presented a potentially 

dangerous and imminent threat to the safety of the Retirement Home residents. Baistar received 

instructions from the contracting officer’s representatives to act quickly, it considered snow 

removal to be a high priority, and it complied with the directives it received. See Compl. Ex. 70; 

Hr’g Tr. 27:12-14 (Aug. 18, 2016). 

 The potentially urgent nature of snow removal is relevant to Baistar’s claim because it 

can trigger a potential exception to the requirement that a government agent possess actual 

authority. In limited circumstances, a government agent who lacks contracting authority may 

nonetheless have authority to bind the government in emergency situations. See Philadelphia 

Suburban Corp. v. United States, 217 Ct. Cl. 705, 707 (1978) (denying defendant’s motion for 

summary judgment because the government officials ordering the work at issue, though not 

designated contracting officers, may have had “inherent or implied” authority in “emergency 

firefighting situations” to procure supplies needed for the emergency); see also Halvorson v. 

United States, 126 F. Supp. 898, 901 (E.D. Wash. 1954) (“Whether or not the [government 

agents] had authority to bind the government by express contract, or to modify the written 

contract by oral agreement, they did, in the emergency situation created by the damage done by 

the blizzard, have authority to direct the contractors to proceed at once to minimize the damage 

by immediate remedial action.”); Appeals of Sigma Const. Co., ASBCA Nos. 37040, 37041, 

37042, 91-2 BCA ¶ 23,926 (finding that a contract administrator had implied authority to issue 

orders related to concrete services because the concrete was drying and there was insufficient 

time to consult the contracting officer). 

 The emergency exception to the actual authority requirement is limited and has been 

construed narrowly. For example, the Third Circuit refused to apply the exception to a 

contractor’s claim for services provided after a hurricane, on the grounds that the contractor 

continued providing services for ten weeks. See Gardiner v. Virgin Islands Water & Power 

Auth., 145 F.3d 635, 644-46 (3d Cir. 1998). In Gardiner, the court noted, however, that it would 

                                                             6

The government does not concede that such services were outside the scope of the 

contract. See Def.’s Mot. at 23, n.13. However, in construing factual allegations in the light 

most favorable to the non-moving party at this point in the proceedings, the court assumes that 

Baistar did provide snow removal services outside the snow removal areas contemplated in the 

contract. 
15 

have considered the plaintiff’s claim “in a different light” had the “case concerned only 

emergency services provided in the first hours or days after the hurricane.” Id. at 646. In City of 

El Centro, the Federal Circuit refused to apply the exception when an Immigration and 

Naturalization Service (“INS”) agent told a hospital to provide emergency care to illegal aliens 

under the custody of the INS. 922 F.2d at 821. The agent, who lacked the authority to bind the 

government in ordinary circumstances, could not invoke the emergency exception because the 

INS was not responsible for any care-providing functions, the hospital was preparing to help the 

injured aliens anyway, and “the only question was payment.” Id. Therefore, the government 

was not bound to any contract with the hospital. Id. In distinguishing the case from Halvorson, 

the court in City of El Centro acknowledged that the situation was “not one in which emergency 

action must be taken by government agents to protect life and property, and an implied authority 

to obligate government resources is found.” Id. (citing Halvorson, 126 F. Supp. at 898). 

 The ground maintenance contract itself sets out a type of emergency exception to the 

contracting-officer-approval requirement. DTAR § 1052.201-70(b), incorporated in the contract, 

states that “[p]erformance of work under this contract must be subject to the technical direction 

of the C[ontracting ]O[fficer’s ]T[echnical ]R[epresentative.” Def.’s App. A16. Then, 

Subsection (e) of DTAR § 1052.201-70 specifies that 

[t]he contractor shall proceed promptly with performance resulting from the 

technical direction issued by the [technical representative]. If, in the opinion of 

the contractor, any direction of the [technical representative], or his/her designee, 

falls within the limitations in [Subsection](c) [relating to out-of-scope work], the 

contractor shall immediately notify the contracting officer no later than the 

beginning of the next [g]overnment work day. 

Def.’s App. A16 (emphasis added). A direction by the technical representative falling within 

this Subsection arguably is excepted from the contracting-officer-approval requirement by 

Paragraph 28 of the contract’s Performance Work Statement, which states: 

28. Non-Payment for Additional Work. Any additional services or a change to 

work specified which may be performed by the contractor, either at its own 

volition or at the request of an individual other than a duly appointed C[ontracting 

]O[fficer], except as may be explicitly authorized in the contract, will be done at 

the financial risk of the contractor. 

Def.’s App. A46 (emphasis added). 

As a result, the government’s motion to dismiss plaintiff’s complaint or, alternatively, for 

summary judgment, is denied with respect to the out-of-scope snow removal services alleged in 

Count V.7

 

                                                             7

Although Baistar also alleges that it received out-of-scope technical direction regarding 

the hiking trail in Counts I and III, the emergency exception does not apply to the hiking trail. 

Those services were not urgent and Baistar spent several weeks or more performing the work. 
16 

2. Disputed salt charges.

Baistar seeks an equitable adjustment under Count V for certain disputed invoices and 

salt services that the Retirement Home refused to pay. Although Baistar also alleges a breach of 

implied-in-fact contract under this count, the direct breach of contract allegation is the only 

relevant theory here because the invoices and salt services fall within the express provisions of 

the governing contract. See Trauma Serv. Grp., 104 F.3d at 1326 (“[A]n implied-in-fact contract 

cannot exist if an express contract already covers the same subject matter.”) (citing Atlas Corp.,

895 F.2d at 754-55); see also Algonac Mfg. Co. v. United States, 428 F.2d 1241, 1255 (Ct. Cl. 

1970) (“[A]s a general rule there can be no implied contract where there is an express contract 

between the parties covering the same subject.”). 

When interpreting a contract, the court begins by examining the language of the written 

agreement. Coast Fed. Bank, FSB v. United States, 323 F.3d 1035, 1038 (Fed. Cir. 2003). “[I]f 

the provisions are clear and unambiguous, they must be given their plain and ordinary meaning.” 

Bell/Heery, 739 F.3d at 1331 (quoting McAbee Constr., Inc. v. United States, 97 F.3d 1431, 1435 

(Fed. Cir. 1996)). Additionally, the contract must “be construed as a whole and ‘in a manner that 

gives meaning to all of its provisions and makes sense.’” Id. (quoting McAbee Constr., 97 F.3d 

at 1435). 

The salt charges were related to Baistar’s snow removal services and thus arguably fall 

within the emergency exception for snow removal discussed supra. To the extent they do not, 

however, the contract set forth the procedure to be applied in the event of a disputed invoice or 

service. When a dispute arose, the contract required Baistar to “immediately notify the 

contracting officer no later than the beginning of the next [g]overnment work day.” Def.’s App. 

A16 (incorporating DTAR § 1052.201-70(e), quoted more fully supra). When Baistar’s invoices 

for salt charges were submitted and not paid, Baistar apparently revised the invoices and 

accepted the reduced payments. In the record as it now exists, disputed issues of fact bar 

granting a motion for failure to state a claim or a motion for summary judgment. The 

government’s motion accordingly is denied respecting the salt charges. 

E. Count VIII: Baistar is Not Entitled to Recover for Certain Services the Retirement Home 

Did Not Order 

Under Count VIII, Baistar seeks an equitable adjustment for certain services that Baistar 

never performed and the government never ordered, but allegedly should have ordered. Baistar’s 

claim in this regard is foreclosed by the contract’s express provisions. The contract did not 

require the Retirement Home to order a minimum amount of the services referenced by Baistar 

in Count VIII. Instead, the contract required Baistar to provide certain services if the Retirement 

Home requested or needed them, and set a price Baistar would be paid in the event that the 

Retirement Home did in fact order those services. See Def.’s Mot. at 19-23. That the Retirement 

Home chose not to order those services was consistent with the contract, and therefore Baistar 

                                                            

Compl. ¶¶ 80-82, 100-01; see Gardiner, 145 F.3d at 644-46. The exception also does not apply 

to the historic canal services as alleged in Count IV for the same reason. 
17 

cannot state a viable claim for those services on the basis of the express contract. The question 

then arises whether Baistar has stated a claim for relief based on the implied duty of good faith 

and fair dealing. 

1. Implied duty of good faith and fair dealing.

 As part of its direct breach of contract claim, Baistar alleges that the Retirement Home 

breached the implied duty of good faith and fair dealing under Count VIII. See Pl.’s Opp’n at 

12-13. In response, the government argues that no breach occurred because the Retirement 

Home acted within the scope of the contract, and the implied duty of good faith and fair dealing 

cannot create duties that are inconsistent with the express terms of the contract. See Def.’s Reply 

at 14-16. 

Every contract, including a government contract, “imposes upon each party a duty of 

good faith and fair dealing in its performance and enforcement.” Metcalf Const. Co. v. United 

States, 742 F.3d 984, 990 (Fed. Cir. 2014) (quoting Restatement (Second) of Contracts § 205 

(1981)). This implied duty applies to both parties to the contract, and it includes “the duty not to 

interfere with the other party’s performance and not to act so as to destroy the reasonable 

expectations of the other party regarding the fruits of the contract.” Centex Corp. v. United 

States, 395 F.3d 1283, 1304 (Fed. Cir. 2005). 

Proving a breach of the implied duty of good faith and fair dealing is often difficult 

because of the presumption that government employees perform their duties in good faith. See 

Bannum, Inc. v. United States, 80 Fed. Cl. 239, 246 (2008) (citing Southern Cal. Edison, 58 Fed. 

Cl. at 325; John W. Whelan, Understanding Federal Government Contracts 68-70 (1993)); see 

also Torncello v. United States, 681 F.2d 756, 770 (Ct. Cl. 1982) (“[T]he government, unlike 

private parties, is assumed always to act in good faith, subject only to an extremely difficult 

showing by the plaintiff to the contrary.”). To overcome this presumption and state a plausible 

claim, a plaintiff must allege facts that, if proven, constitute a specific intent to injure on the part 

of the government. Southern Cal. Edison, 58 Fed. Cl. at 325; see also Dotcom Associates I, LLC 

v. United States, 112 Fed. Cl. 594, 596 (2013) (“[A] party generally must allege some kind of 

‘subterfuge[ ]’ or ‘evasion[ ],’ such as ‘evasion of the spirit of the bargain, lack of diligence and 

slacking off, willful rendering of imperfect performance, abuse of a power to specify terms, [or] 

interference with or failure to cooperate in the other party’s performance.’”) (quoting 

Restatement (Second) of Contracts § 205). 

Although proving a breach of the implied duty of good faith and fair dealing is difficult, a 

plaintiff is not required to identify a violation of an express contract provision. See, e.g., Metcalf 

Const., 742 F.3d at 994 (rejecting the government’s argument that it did not breach the implied 

duty simply because the plaintiff could not identify a specific contract term that the government 

violated). Rather than deriving solely from the express terms, the implied duty is based upon the 

parties’ reasonable expectations of the contract. See id. at 991; Mansoor Int’l Dev. Servs., Inc. v. 

United States, 121 Fed. Cl. 1, 6 (2015) (“The implied duty stems from the consensual terms 

reflected in an express contract, but it addresses the parties’ reasonable expectations that may not 

have been embodied in explicit contractual language.”). 
18 

Because the implied duty of good and fair dealing is premised upon protecting reasonable 

expectations, any particular obligations imposed by the duty will be limited by the governing 

contract. See Metcalf Const., 742 F.3d at 994; Precision Pine & Timber, Inc. v. United States, 

596 F.3d 817, 831 (Fed. Cir. 2010). More specifically, the implied duty “cannot expand a 

party’s contractual duties beyond those in the express contract or create duties inconsistent with 

the contract’s provisions.” Precision Pine & Timber, 596 F.3d at 831; see also Metcalf Const., 

742 F.3d at 990-91 (“[A]n act will not be found to violate the duty . . . if such a finding would be 

at odds with the terms of the original bargain, whether by altering the contract’s discernible 

allocation of risks and benefits or by conflicting with a contract provision.”). 

The Retirement Home acted within the scope of the contract when it failed to order 

certain services because it had no contractual obligation to order the services alleged by Baistar. 

Baistar’s bare assertions of wrongdoing, without sufficient detail or support, are insufficient to 

overcome the government’s presumption of good faith. Although the Retirement Home’s 

actions may have undermined Baistar’s expectations, that alone cannot establish a breach of the 

implied duty. The expectations of the parties must be reasonable, and those reasonable 

expectations stem from the terms of the contract. The contract explicitly indicated that the 

Retirement Home would not be required to order a minimum amount of the services alleged in 

Count VIII. Therefore, Baistar could not have reasonably expected otherwise. In Count VIII, 

Baistar has failed to state a claim upon which relief can be granted. 

F. Count VI: Dismissal of the Equipment Storage Dispute Is Not Appropriate Because There 

Is a Genuine Ambiguity in the Contract 

Baistar and the government point to differing contract provisions with regard to whether 

the contract authorized Baistar to store its equipment on the Retirement Home premises.8

 When 

giving the express terms of the contract their plain meaning and examining the contract as a 

whole, it is evident that the pertinent provisions are susceptible to different reasonable 

interpretations. An ambiguity exists “[w]hen a contract is susceptible to more than one 

reasonable interpretation.” Metric Constructors, Inc. v. National Aeronautics & Space Admin., 

169 F.3d 747, 751 (Fed. Cir. 1999) (citing Hills Materials Co. v. Rice, 982 F.2d 514, 516 (Fed. 

Cir. 1992)). When a contractor and the government interpret a contract differently, the 

contractor’s interpretation need not be the only reasonable interpretation or “even the best one;” 

it need only fall within a “zone of reasonableness.” States Roofing Corp. v. Winter, 587 F.3d 

1364, 1368-69 (Fed. Cir. 2009) (citations omitted). 

Course of performance can become instructive when the contract terms are ambiguous. 

See United States v. Ford Motor Co., 463 F.3d 1267, 1278-79 (Fed. Cir. 2006); Tecom, Inc. v. 

United States, 66 Fed. Cl. 736, 749 (2005); see also Jansen v. United States, 344 F.2d 363, 369 

                                                             8

A contract provision authorized Baistar “to store [s]alt, [s]and, and other snow removal 

and [i]ce treatment materials in a designated area determined by [the Retirement Home].” Def.’s 

App. A40 (Performance Work Statement) ¶ 4.8.3.1. Another provision stated that “[t]he 

Government will not provide facilities and the [c]ontractor shall not place, construct, or 

otherwise provide additional buildings or facilities at the [Retirement Home] without prior 

written approval.” Def.’s App. A42 (Performance Work Statement) ¶ 13. 
19 

(Ct. Cl. 1965) (“It is a canon of construction that the interpretation placed by the parties upon a 

contract during its performance is demonstrative of their intention.”). In that respect, the 

Restatement (Second) of Contracts § 220 provides: 

§ 220. Usage Relevant to Interpretation 

(1) An agreement is interpreted in accordance with a relevant usage if 

each party knew or had reason to know of the usage and neither 

party knew or had reason to know that the meaning attached by the 

other was inconsistent with the usage. 

(2) When the meaning attached by one party accorded with a relevant 

usage and the other knew or had reason to know of the usage, the 

other is treated as having known or had reason to know the 

meaning attached by the first party. 

As the commentary to this Section of the Restatement explains, “[u]sage may ‘give particular 

meaning to’ an agreement.” Restatement (Second) of Contracts § 220 cmt. a. 

Baistar claims that a usage relevant to interpretation was established during the initial 

years the contract was in effect. Specifically, Baistar alleges that from the beginning of its 

performance, December 16, 2011, until October 16, 2014, Baistar used a staging area known as 

the “Salt Dome” to store contract performance equipment and items overnight, with full approval 

of the contracting officer’s representatives. Compl. ¶¶ 156-57. This area “contained salt that 

belonged to Baistar and was generally secured and not accessed by [g]overnment personnel.” 

Compl. ¶ 157. That usage allegedly was halted in October 2014. Compl. ¶ 157. The 

government has not controverted this course of conduct in Baistar’s performance of the contract 

during its initial years. See Answer ¶¶ 156-57. This usage under the contract supports Baistar’s 

interpretation of the pertinent contractual provisions. See Haddon Hous. Assocs., LLC v. United 

States, 92 Fed. Cl. 8, 19-20 (2010) (denying summary judgment due to a factual dispute as to 

“whether or not the parties established a pattern of conduct that pragmatically interpreted and 

applied” the contractual provision at issue). 

Additionally, when there is an ambiguity in a contract drafted by the government, and the 

contractor actually and reasonably construes relevant provisions during bidding or performance, 

the contractor’s interpretation will generally be adopted unless the parties’ intentions indicate 

otherwise. See States Roofing Corp., 587 F.3d at 1368-69 (citing WPC Enterprises, Inc. v. 

United States, 323 F.2d 874, 877-78 (Ct. Cl. 1963)). This doctrine of contra proferentem is 

considered a “rule of last resort” that should only be applied when a “genuine ambiguity” exists. 

See Gardiner, Kamya & Assocs., P.C. v. Jackson, 467 F.3d 1348, 1352-53 (Fed. Cir. 2006).9

 

                                                             9

An exception to the general contra proferentem rule arises when the ambiguity in the 

contract is patent, which occurs when the ambiguity is “so glaring as to raise a duty to inquire.” 

Metric Constructors, 169 F.3d at 751 (quoting Newsom v. United States, 676 F.2d 647, 650 (Ct. 

Cl. 1982)). If a contractor fails to inquire or seek clarification regarding a patent ambiguity, the 

discrepancy will be construed against the contractor. Brezina Const. Co. v. United States, 449 
20 

Application of the doctrine of contra proferentem also supports Baistar’s position regarding the 

ambiguous contractual provisions. 

In sum, whether Baistar was permitted to store its equipment on-site under the terms of 

the contract remains in dispute and is potentially affected by factual proof as to usage. The 

government’s motion to dismiss plaintiff’s complaint or, alternatively, for summary judgment, is 

denied with respect to the equipment storage dispute alleged in Count VI. 

G. Count VII: Baistar May be Entitled to Recover for the Retirement Home’s Termination of 

the Contract if Baistar Can Show that the Retirement Home Failed to Reasonably 

Cooperate 

Baistar claims that the Fiscal Service improperly terminated the contract, alleging that the 

termination contravened applicable regulatory provisions, that the Fiscal Service improperly 

interrupted the cure period through a Stop Work Order, and that the contracting officer failed to 

exercise independent judgment based on personal knowledge. See Pl.’s Opp’n at 14-17. 

Additionally, Baistar alleges that the Fiscal Service breached its duty of good faith and fair 

dealing by engaging in an unjustified campaign to replace it as the ground maintenance 

contractor. See id. at 15-16. 

In response, the government argues that the termination complied with applicable FAR 

regulatory provisions, the interruption of the cure period was proper and justified, and the 

contracting officer was not required to personally inspect the premises before taking action. See 

Def.’s Mot. at 28-34; Def.’s Reply at 16-18. The government also argues that the Fiscal Service 

did not breach the implied duty of good faith and fair dealing because the termination process 

complied with the Fiscal Service’s rights and obligations under the contract. See Def.’s Reply at 

15-16. 

A contracting officer has broad discretion to terminate a contract for default, 

Consolidated Indus., Inc. v. United States, 195 F.3d 1341, 1343 (Fed. Cir. 1999), but a 

termination for default is considered a “drastic sanction” that must be based on “good grounds 

and on solid evidence.” Lisbon Contractors, Inc. v. United States, 828 F.2d 759, 765 (Fed. Cir. 

1987) (quoting J.D. Hedin Constr. Co. v. United States, 408 F.2d 424, 431 (Ct. Cl. 1969)). 

When a plaintiff challenges the validity of a termination for default, “[t]he government bears the 

burden of proof in establishing the validity of [that] termination.” Johnson Mgmt. Grp. CFC, Inc. 

v. Martinez, 308 F.3d 1245, 1249 (Fed. Cir. 2002). 

Additionally, the implied duty of good faith and fair dealing includes a duty to cooperate 

and a duty not to hinder the other party’s performance. Precision Pine, 596 F.3d at 820 n.1; 

D’Andrea Bros. LLC v. United States, 109 Fed. Cl. 243, 255, aff’d, 547 Fed. Appx. 993 (Fed. 

Cir. 2013). The court applies a reasonableness standard in assessing whether a party breached its 

duty to cooperate, which requires a factual inquiry that depends upon “the particular contract, its 

                                                            

F.2d 372, 375 (Ct. Cl. 1971) (citations omitted). Baistar alleges that it made the appropriate 

query when it first visited the site before it made its contract proposal. Compl. ¶ 156. 

 
21 

context, and its surrounding circumstances.” Axion Corp. v. United States, 75 Fed. Cl. 99, 121 

(2007) (quoting Tecom, 66 Fed. Cl. at 770). Failure to reasonably cooperate can constitute a 

breach of contract that excuses the other party’s failure to perform. See Malone v. United States, 

849 F.2d 1441, 1445 (Fed. Cir.), modified, 857 F.2d 787 (Fed. Cir. 1988). 

When a contractor encounters problems during the course of performance and requests 

assistance or clarification, the government’s failure to adequately respond can result in a breach 

of the duty to cooperate. See Malone, 849 F.2d at 1445-46 (holding that the government 

breached its implied duty by evading questions regarding adequacy of work, misleading the 

contractor, and refusing to answer certain questions); Northrop Grumman Corp. v. United States,

47 Fed. Cl. 20, 78 (2000) (discussing cases where the government breached its duty to cooperate 

after failing to “provide assistance at the request of a contractor”) (citations omitted). On the 

other hand, directing a contractor “to perform in accordance with the terms of the contract” will 

not expose the government to liability. Id. at 78 (quoting Lathan Co. v. United States, 20 Cl. Ct. 

122, 128 (1990)). Resolution through summary judgment will not be appropriate when there is a 

disputed material issue of fact as to whether the government reasonably cooperated. See 

Vanguard Constr., Inc. v. United States, 123 Fed. Cl. 130, 132-33 (2015); Axion Corp., 75 Fed. 

Cl. at 121-22. 

 Here, numerous issues of material fact remain in dispute. The government argues that the 

termination provisions under FAR § 52.212-4(m) apply, whereas Baistar argues that the 

provisions under FAR Part 49 appertain because the Fiscal Service’s Cure Notice referenced Part 

49 and Baistar allegedly relied on that reference.10 Additionally, a factual dispute arises with 

respect to whether Baistar adequately asked for the Fiscal Service’s assistance after receiving the 

Cure Notice. It is undisputed that Baistar responded to the Fiscal Service’s 2015 Cure Notice 

with a detailed letter requesting clarification and that the Fiscal Service never responded to 

Baistar’s letter. However, the adequacy of Baistar’s letter remains contested.11

 Because there is a material factual dispute as to whether the Fiscal Service reasonably 

cooperated with Baistar’s requests for clarification, resolution is not appropriate at this stage of 

the proceedings. Therefore, the government’s motion to dismiss plaintiff’s complaint or, 

alternatively, for summary judgment, is denied with respect to Count VII. 

                                                             10If Part 49 does apply, there is also a dispute as to which subsection of Section 49.402-3 

would apply. See Def.’s Mot. at 32-33, n.13. 

11The government argues that many of Baistar’s questions were not related to the Cure 

Notice and that Baistar failed to demonstrate a plan for curing the deficiencies. See Def.’s Mot. 

at 30-31 (citing several general questions raised by Baistar including “Why is Baistar to blame 

for all the decades of mismanage[ment] and abandonment of all buildings and grounds 

responsibilities?”) (quoting Def.’s App. A74). Baistar responds that it provided detailed 

information about, and requested necessary and specific clarifications regarding, supposed 

deficiencies that the Retirement Home only asserted generally. Pl.’s Opp’n at 15-16. As a 

simplistic example, Baistar stated: “Please clarify which areas are infested with weeds; Baistar 

will take care of it within one day.” Pl.’s Opp’n at 16 (quoting Def.’s App. A77). 
22 

CONCLUSION 

 For the reasons stated above, the court requests a more definitive statement from Baistar, 

pursuant to RCFC 12(e), regarding Baistar’s boiler plant services alleged in Count I. 

Additionally, the government’s motion to dismiss plaintiff’s complaint or, alternatively, for 

summary judgment, pursuant to RCFC 12(b)(6) and 56, is GRANTED with respect to the hiking 

trail services alleged in Count I and as to Counts II, III, IV, and VIII. The government’s motion 

to dismiss plaintiff’s complaint or, alternatively, for summary judgment, is DENIED with respect 

to the snow removal services and salt disputes alleged in Count V, the equipment storage claim 

in Count VI, and the improper termination claim of Count VII. Baistar is requested to file an 

amended complaint providing a more definite statement of its claims under Count I by October 

14, 2016. 

 It is so ORDERED. 

 s/ Charles F. Lettow 

 Charles F. Lettow 

 Judge