LOGO



Exhibit 4.21



Inmarsat Global Ltd

99 City Road, London EC1Y 1AX, England



Contract No. 09-4642



for



Inmarsats Global Satellite Phone
Service

User Terminal and Core Module Development



with



Sasken Communications Technologies Ltd

139/25 Intermediate Ring Road, Domlur,
Bangalore, 560071,





|           |  |                                                                                 |  |        
|---------- |  | ------------------------------------------------------------------------------- |  | -------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 1



---

LOGO



INMARSAT CONTRACT TERMS AND CONDITIONS



Table of Contents



|                                |  |                                                              |  |   
|------------------------------- |  | ------------------------------------------------------------ |  | --
|Preamble                        |  | 4                                                           
|Definitions and Interpretations |  | 4-7                                                         
|Article 1:                      |  | Scope of Contract and Work                                   |  | 7 
|Article 2:                      |  | Delivery by Contractor                                       |  | 7 
|Article 3:                      |  | Performance Schedule                                         |  | 8 
|Article 4:                      |  | Price                                                        |  | 8 
|Article 5:                      |  | Final Acceptance                                             |  | 8 
|Article 6:                      |  | Taxes and Duties                                             |  | 8 
|Article 7:                      |  | Payment Terms                                                |  | 9 
|Article 8:                      |  | Contractor Deliverables, Title and Assumption of Risk        |  | 10
|Article 9:                      |  | Warranty                                                     |  | 10
|Article 10:                     |  | Access to Work in Progress and Data                          |  | 12
|Article 11:                     |  | Licensing of Intellectual Property Rights                    |  | 12
|Article 12:                     |  | Patents for Patentable Inventions                            |  | 15
|Article 13:                     |  | Contractors IPR Indemnity                                   |  | 17
|Article 14:                     |  | Loss and Damage Indemnity;                                   |  | 18
|Article 15:                     |  | Inmarsat IPR Indemnity                                       |  | 18
|Article 16:                     |  | Limitation of Liability                                      |  | 19
|Article 17:                     |  | Inmarsat Property and Facilities                             |  | 19
|Article 18:                     |  | Documents Supplied by Inmarsat                               |  | 20
|Article 19:                     |  | Confidentiality                                              |  | 20
|Article 20:                     |  | Public Release of Information                                |  | 22
|Article 21:                     |  | Termination                                                  |  | 22
|Article 22:                     |  | Termination for Convenience                                  |  | 23
|Article 23:                     |  | Consequences of Force Majeure                                |  | 24
|Article 24:                     |  | Governmental or Regulatory Body Authorisations               |  | 24
|Article 25:                     |  | Applicable Law                                               |  | 24
|Article 26:                     |  | Dispute Resolution and Arbitration                           |  | 25
|Article 27:                     |  | Changes                                                      |  | 26
|Article 28:                     |  | Key Personnel                                                |  | 27
|Article 29:                     |  | Key Sub-Contractors                                          |  | 27
|Article 30:                     |  | Principles Applicable to Selection of Sub-Contractors        |  | 27
|Article 31:                     |  | Assignment of Contract                                       |  | 27
|Article 32:                     |  | Responsible Officers                                         |  | 28
|Article 33:                     |  | Communications                                               |  | 28
|Article 34:                     |  | Time Limits                                                  |  | 28
|Article 35:                     |  | Incentives for Early Delivery                                |  | 28
|Article 36:                     |  | Order of Precedence                                          |  | 29
|Article 37:                     |  | Orderly Transition of the GSPS Handset Development Programme |  | 29
|Article 38:                     |  | Further Royalties                                            |  | 30
|Article 39:                     |  | Waiver                                                       |  | 30
|Article 40:                     |  | Trademarks                                                   |  | 30
|Article 41:                     |  | Entire Agreement                                             |  | 30



|           |  |                                                                                 |  |        
|---------- |  | ------------------------------------------------------------------------------- |  | -------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 2



---

LOGO



|      |  |                                                        |  |   
|----- |  | ------------------------------------------------------ |  | --
|Annex |  |                                                        |  |   
|A     |  | Statement of Work                                      |  | 31
|B     |  | Product Requirements Specification Document Definition |  | 32
|C     |  | Price & Payment Plan                                   |  | 33
|D     |  | Key Sub-Contractors                                    |  | 34
|E     |  | Foreground                                             |  | 35
|F     |  | Background                                             |  | 36
|G     |  | Key Personnel                                          |  | 37
|H     |  | Change Control                                         |  | 38
|I     |  | Royalties                                              |  | 39
|J     |  | Warranty Support                                       |  | 40
|K     |  | Third Party IPR Licences                               |  | 41
|L     |  | Termination For Convenience Profile                    |  | 42



|           |  |                                                                                 |  |        
|---------- |  | ------------------------------------------------------------------------------- |  | -------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 3



---

LOGO



Preamble



This is a Contract made this 28thday ofJanuary 2009 (Effective Date of Contract) between Sasken Communication Technologies
Ltd. (Contractor), a company incorporated in India whose principal place of business is at 139/25 Intermediate Ring Road, Domlur, Bangalore, 560071, and Inmarsat Global Limited, whose registered office is at 99 City Road, London EC1Y
1AX, England (Inmarsat).



Definitions:



|(1) | Associated Company shall mean in relation to a Party, any company of which it is a subsidiary (its holding company) and any other subsidiary of such holding
company.
|--- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(2) | Background shall mean Intellectual Property Rights other than Foreground, that are used in the course of or in connection with the performance of the Work.
|--- | -------------------------------------------------------------------------------------------------------------------------------------------------------------



|(3) | CEM shall mean any contract equipment manufacturer designated by Inmarsat in its absolute discretion to manufacture the Core Module and/or the UT Handset, or any
other product which deploys the Core Module.
|--- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(4) | Change Request shall mean a written request made by one Party to the other to change one or more aspects of the Work, as permitted by Article 27: Changes.
|--- | ------------------------------------------------------------------------------------------------------------------------------------------------------------



|(5) | Confidential Information shall mean any and all information of a commercial, technical or financial nature which is not generally available to the public and
which is disclosed by one Party to the other or to any Sub-Contractor engaged by the Contractor for the purpose of completing the Work including, without limitation, Know-how, secret formulae, processes and software programs, regardless of form,
format or media and whether communicated or obtained through meetings, documents, correspondence or inspection of a tangible item.
|--- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(6) | Contract Change Noticeshall mean a notice in the form set out in Annex H, Change Control particularising the effect(s) of any change(s) requested to the Work by
either Party subsequent to the Effective Date of Contract under a Change Request, including any effect(s) on the technical requirements, Price, performance schedule, or other terms of this Contract and, where appropriate, shall suggest such revised
language of the Contract as is considered necessary to ensure a workable integration with the existing terms.
|--- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(7) | Contract shall mean this agreement, including all of the Annexes, schedules, exhibits and other documents attached to this Contract or incorporated by reference
into this Contract.
|--- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(8) | Contractor Background shall mean Background owned by or otherwise in the control of the Contractor at the Effective Date which is used in performing any of the
Work and is required for the design, development, manufacture, use or maintenance of any Deliverable under this Contract.
|--- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(9) | Core Moduleshall mean any core module produced by the CEM or any third party manufacturer in accordance with the Core Module Reference Design.
|--- | ------------------------------------------------------------------------------------------------------------------------------------------------



|(10) | Core Module Reference Design shall mean the complete set of specifications and Intellectual Property Rights required for the commercial manufacture of the Core
Module to be developed and use of which shall be licensed by the Contractor under this Contract, inclusive of those elements set forth in the SOW.
|---- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(11) | Deliverable shall mean those items to be delivered as specified in Annex A, Statement of Work, including, without limitation, the Core Module Reference
Design, the User Terminal Handset Reference Design and the UT Handset Pre-production Units.
|---- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(12) | Designee shall mean a natural person or other entity, which is designated by a Party at its absolute discretion.
|---- | ------------------------------------------------------------------------------------------------------------------



|(13) | Effective Date of Contract or EDC shall mean the date this Contract is made as set out in the Preamble.
|---- | -----------------------------------------------------------------------------------------------------------



|(14) | EMS shall mean EMS Technologies Canada, Ltd.
|---- | ----------------------------------------------



|           |  |                                                                                 |  |        
|---------- |  | ------------------------------------------------------------------------------- |  | -------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 4



---

LOGO



|(15) | EMS Transfer Agreement shall mean the agreement dated 16 January 2009 pursuant to which EMS has agreed to make available the EMS Transferable Work to
Inmarsat (or its Designee), and provide transitional support services in relation to the GSPS Handset Development Programme.
|---- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(16) | EMS Transferable IPRshall mean any rights of use in (i) IPR owned by EMS and (ii) IPR owned by third parties including the Third Party IPR Licences,
which arose or were obtained or developed by EMS in relation to the GSPS Handset Development Programme.
|---- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(17) | EMS Transferable Work shall mean the EMS Transferable IPR and any and all data (in whatever form), documentation, assets, materials and information, hardware and
software which EMS has agreed to provide to Inmarsat and which Inmarsat shall make available to Contractor on the terms set forth in Article 37.
|---- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(18) | Enjoinment shall mean any legal restraint or prohibition, whether by court order, under a negotiated settlement or otherwise, and enjoined shall be
understood accordingly.
|---- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(19) | Essential Intellectual Property Rights shall mean third party (but not including any Sub-Contractor or licensor of Intellectual Property Rights hereunder
including those persons listed in Annex I) Intellectual Property Rights (including without limitation, rights to standards) relating to GSM and GMR2+ functionality, the infringement of which cannot be avoided by any software implementation which
complies with the GSM standards and GMR2+ standards respectively.
|---- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(20) | Final Acceptance shall mean the acceptance of the Work by Inmarsat in accordance with Article 5: Final Acceptance.
|---- | --------------------------------------------------------------------------------------------------------------------



|(21) | Force Majeure refers to events extrinsic to this Contract that are beyond the reasonable control of, and not attributable to negligence or other fault of, the
Party relying on such events to excuse its failure to perform. The term does not include strikes or other events caused by labour disputes of the Partys Personnel, unless such strikes or other events are part of national or regional disputes.
|---- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(22) | Foreground shall mean any Know-how, Patentable Invention or Intellectual Property Rights that arise, are obtained or are generated in performing any Work under
this Contract including, without limitation the EMS Transferable IPR and which is required for the design, development, manufacture, use or maintenance of any Deliverable under this Contract.
|---- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(23) | Further Royalties shall have the meaning ascribed in Article 38.
|---- | ------------------------------------------------------------------



|(24) | Global Satellite Phone Servicesshall mean Inmarsats globalised fixed and mobile, land, maritime and aero satellite phone services.
|---- | -------------------------------------------------------------------------------------------------------------------------------------



|(25) | GSPS Handset Development Programme shall mean the programme for designing and developing the first-generation GSPS UT Handset and Core Module.
|---- | ------------------------------------------------------------------------------------------------------------------------------------------------



|(26) | GSPS Product Suiteshall mean (i) the UT Handset, (ii) the Core Module and (iii) any other product which deploys the Core Module.
|---- | ----------------------------------------------------------------------------------------------------------------------------------



|(27) | Indemnitee(s)shall mean a Party indemnified under specific provisions of this Contract, its Associated Companies, successors and assigns and any officer,
employee or consultant (provided that such consultant performs substantially full-time services at the Partys direction) of any such entity or entities.
|---- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(28) | Inmarsat Background shall mean any Background owned by or otherwise in the possession of Inmarsat at the Effective Date, which is disclosed to the Contractor for
its use in performing any Work and/or provided to the Contractor as part of the Statement of Work or any Annex, but for the avoidance of doubt, does not include the EMS Transferable Work.
|---- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(29) | Inmarsat Purposesshall mean the purposes of design, development, manufacture, reconstruction, modification, establishment, marketing, sale, operation or
maintenance of the GSPS Product Suite and equipment, components or software capable of use, either directly or indirectly, with the GSPS Product Suite in connection with satellites and all other centralised infrastructure owned, leased or operated
by or on behalf of Inmarsat (or its Associated Companies).
|---- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |        
|---------- |  | ------------------------------------------------------------------------------- |  | -------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 5



---

LOGO



|(30) | Intellectual Property Rights or IPRshall mean all proprietary rights in Confidential Information, ideas, Inventions, patents and applications
therefor, trademarks, unregistered designs, registered design rights and applications therefore, copyright, topography rights, all such proprietary rights in identifiable Know-how, data, software (including source code), firmware, computer programs
and all other technical, commercial or financial information, whether in human or machine readable form and whether stored electronically or otherwise.
|---- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(31) | Invention shall mean any invention, discovery, improvement or innovation of more than a trivial or obvious nature, whether or not patentable, which is used to
design, manufacture or use any item, carry out any process of manufacture, or perform any Work under this Contract.
|---- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(32) | Know-how shall mean technical information, data, Inventions whether patentable or not, including, but not limited to, all designs, manufacturing techniques,
operating instructions, product specifications, drawings, blue prints and any other technical, commercial or financial information relating to research, design, development, manufacture, assembly, use or sale of the Work or any Deliverable by the
Contractor under this Contract.
|---- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(33) | LIBOR shall mean the US Dollar London Inter-Bank Offer Rate fixed by the British Bankers Association (BBA) in three (3) monthly intervals.
|---- | --------------------------------------------------------------------------------------------------------------------------------------------



|(34) | Licensed Rights shall have the meaning ascribed in Article 11 H.
|---- | ------------------------------------------------------------------



|(35) | Mediatek Licence shall mean the licence of the software listed in Annex K, Third Party IPR Licences, which is to be assigned to the Contractor or the rights under
which are to be sub-licensed or otherwise transferred to the Contractor on the terms set forth in Article 37.
|---- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(36) | Partyor Partiesshall mean the two entities having signed this Contract and being defined as Contractor and Inmarsat, singularly or
collectively as the case may be.
|---- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(37) | Patentable Invention shall mean any invention made in the course of performing the Work under this Contract specifically directed toward Inmarsat Purposes,
whether by the Contractor or by a Sub-Contractor, which results in the filing of a patent, or which has the requisite elements necessary to protect same as a registered patent (whether or not there is an intention by either Party to file for patent
protection of such invention) in any jurisdiction throughout the world.
|---- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(38) | Personnelshall mean those staff supplied by Contractor to perform the Work, whether employees, agents, Sub-Contractors, individual contractors or consultants.
|---- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------



|(39) | Personsshall mean natural persons, firms, partnerships, companies, corporations, associations, organisations, governments, states, foundations and trusts and, in
each case, whether or not having a separate legal personality.
|---- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(40) | Price shall mean the total amount payable to the Contractor for the Work as set out in Article 4: Priceas may be varied from time to time in accordance
with the provisions of this Contract.
|---- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(41) | Product Requirements Specification Document or PRSDshall mean the document attached as Annex B hereto which specifies the physical and
performance characteristics and requirements of the UT Handset and Core Module together with the list of equipment that represents the customer expectation of contents of the package that contains the UT Handset or Core Module.
|---- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(42) | Repudiated License shall have the meaning ascribed in Article 37.
|---- | -------------------------------------------------------------------



|(43) | Royaltiesshall mean those royalties specified in Annex I which shall be payable upon the sale or other transfer for value by a CEM or Value-Added Manufacturer of
UT Handsets and/or Core Modules (in unmodified form).
|---- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(44) | Source Code shall have the meaning ascribed in Article 11 I.
|---- | --------------------------------------------------------------



|(45) | Statement of Work shall mean the document attached to this Contract as Annex A, Statement of Work outlining the Work.
|---- | -----------------------------------------------------------------------------------------------------------------------



|(46) | Sub-Contract shall mean an agreement or contract between the Contractor and a third party involving the performance of the Work.
|---- | ----------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |        
|---------- |  | ------------------------------------------------------------------------------- |  | -------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 6



---



`[LOGO]`



|(47) | Sub-Contractor shall mean a third party who enters into a Sub-Contract with the Contractor.
|---- | ---------------------------------------------------------------------------------------------



|(48) | Sub-Contractor Background shall mean any Background owned by or licensed by a Sub-Contractor at the Effective Date.
|---- | ---------------------------------------------------------------------------------------------------------------------



|(49) | Termshall mean the term of this Contract, being the period from the Effective Date until the expiry of Warranty Period under the Contract, unless extended by
mutual consent.
|---- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(50) | Third Party Developershall mean any third party developer engaged by Inmarsat to (i) modify the Core Module and/or (ii) develop the next-generation UT
Handset.
|---- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------



|(51) | Third Party IPR Licencesshall mean those licences of IPR owned by third parties and licensed to EMS in relation to the GSPS Handset Development Programme, as
listed in Annex K.
|---- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(52) | UT Handset shall mean the first-generation user terminal handset to be sold to subscribers of Inmarsats Global Satellite Phone Services and manufactured in
accordance with the UT Handset and Core Module Reference Designs.
|---- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(53) | UT Handset Pre-production Unitsshall mean the fully-functional pre-production UT Handsets to be delivered under this Contract as specified in the Statement of
Work attached as Annex A.
|---- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(54) | UT Handset Reference Designshall mean the complete set of specifications and Intellectual Property Rights for the commercial manufacture of the UT Handset to be
developed and use of which shall be licensed by the Contractor under this Contract, inclusive of those elements set forth in the SOW.
|---- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(55) | Value-Added Manufacturershall mean any third party manufacturer or developer engaged by Inmarsat to (i) manufacture the UT Handset and/or
(ii) incorporate the Core Module (in an unmodified form) into products and services other than the UT Handset for Inmarsat Purposes.
|---- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|(56) | Warranty Period shall mean the time period specified in Article 9: Warranty.
|---- | ------------------------------------------------------------------------------



|(57) | Work shall mean the work to be carried out by the Contractor under this Contract as defined in Article 1: Scope of Work and shall include,
without limitation the delivery of all Deliverables whether items, documents or data which are deliverable pursuant to any provision of this Contract, the conduct of tests and design and progress reviews in accordance with the requirements of this
Contract and the provision of all required services.
|---- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



Interpretations:



Unless the context otherwise
requires:



| | 1. | the headings in this Contract are for ease of reference only and shall not affect its construction;
| | -- | ---------------------------------------------------------------------------------------------------



| | 2. | references to the singular shall include the plural and vice versa;
| | -- | -------------------------------------------------------------------



| | 3. | use shall include without limitation, any use, adaptation, modification, development, reconstruction, manufacture or maintenance for Inmarsat Purposes;
| | -- | ---------------------------------------------------------------------------------------------------------------------------------------------------------



| | 4. | unless otherwise stated, a reference to an Article, Paragraph or to an Annex is a reference to an article or paragraph of this Contract, or to an annex to this Contract;
| | -- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | 5. | any reference to a Party or Parties shall similarly be a reference only to a Party or Parties to this Contract; and
| | -- | -----------------------------------------------------------------------------------------------------------------------



| | 6. | references to dollars and dollar amounts shall mean in all cases United States dollars.
| | -- | ---------------------------------------------------------------------------------------



|Article 1: | Scope of Contract and Work
|---------- | --------------------------



The Work shall be as set out in Annex A, Statement of Work and the Contractor shall provide the Work in accordance with the terms and conditions of
this Contract and all Annexes.



|Article 2: | Delivery by Contractor
|---------- | ----------------------



|A. | The Deliverables to be delivered by the Contractor pursuant to this Contract are as described in Annex A, Statement of Work.
|-- | ----------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |        
|---------- |  | ------------------------------------------------------------------------------- |  | -------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 7



---

LOGO



|B. | Unless otherwise notified by Inmarsat, the delivery location shall be 99 City Road, London EC1Y 1AX, United Kingdom and all Deliverables shall be delivered in accordance with
Article 3: Performance Schedule.
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 3: | Performance Schedule
|---------- | --------------------



The Work shall be performed in accordance with the schedule detailed in Annex A, Statement of Work, and shall be completed within the time frame(s)
specified therein.



|Article 4: | Price
|---------- | -----



The total firm fixed price (Price) payable by Inmarsat hereunder shall be the price set forth in Annex C, Price & Payment Plan. This
amount shall be paid in accordance with Article 7: Payment Terms. The Price shall not be changed except as agreed in writing by the Responsible Officers in accordance with Article 32: Responsible Officers and Article 27:
Changes.



|Article 5: | Final Acceptance
|---------- | ----------------



|A. | All Deliverables specified in Paragraph A of Article 2: Delivery by Contractor, and the Contractors entitlement to the Price specified in Article 4: Price,
shall be subject to Final Acceptance of such items by Inmarsat in accordance with this Article 5, Final Acceptance.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | If any Deliverable fails the acceptance tests or otherwise fails to meet the applicable specifications and requirements in the PRSD and the SOW within the time limits stipulated in
the SOW (or, if none are stipulated, within a reasonable period), Inmarsat may in its discretion:
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (1) | Request a repeat test;
| | --- | ----------------------



| | (2) | Accept the Deliverable subject to such change of acceptance criteria, amendment of the PRSD and/or reduction of the Price as, after taking into account all relevant circumstances,
is reasonable and subject to the change control procedure in Article 27; or
| | --- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (3) | If the Contractor is unable to correct any material defects within thirty (30) days from the start of the acceptance test, to reject such Deliverable as not being in conformity
with this Contract and terminate under Article 21.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | Final Acceptance shall be in accordance with the requirements and acceptance criteria specified in Annex A, Statement of Workand shall be subject to each Deliverable
meeting the applicable specifications and requirements in the PRSD and the SOW. Inmarsat shall notify the Contractor of its acceptance or rejection of the Work and any Deliverables within thirty (30) days of delivery, provided that if no notice
of acceptance or rejection is made within the aforesaid thirty (30) days, the Work and Deliverables shall be deemed accepted by Inmarsat. Acceptance of the Work and Deliverables (other than when there are deemed acceptances) shall be
communicated in a mutually agreeable form clearly identified as an acceptance certificate.
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|D. | The Contractors right to retain any progress payments made pursuant to Article 7: Payment Terms, shall be conditional upon Final Acceptance of the Work in accordance
with the procedures and requirements referred to in Paragraph B of this Article. If any part of the Work is not accepted, Paragraph B of Article 9: Warranty, or in the case of termination for default Article 21: Termination,
shall apply. Payment of progress payments shall not be construed as acceptance of any part of the Work.
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 6: | Taxes and Duties
|---------- | ----------------



|A. | The Price is exclusive of withholding taxes or deductions in UK, UK VAT due on delivery of the Work, and non-Indian customs duties, non UK VAT and non-Indian sales taxes as
applicable, which will be included and itemized in the invoice at the local rates applicable. If applicable UK VAT shall also be included in the invoice at the appropriate percentage rate expressed in the amount of the subject invoice.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | The Price is inclusive of all taxes payable in India, including but not limited to sales taxes, service taxes and Education Cess.
|-- | ---------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |        
|---------- |  | ------------------------------------------------------------------------------- |  | -------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 8



---

LOGO



|C. | Inmarsat shall be responsible for all taxes, duties and similar liabilities, which may become due by reason of the supply of any Inmarsat equipment or other Inmarsat property to the
Contractor. The Contractor shall provide all reasonable assistance to Inmarsat in connection with the import of the Inmarsat equipment (as required), to ensure that the duration of customs clearance for any Inmarsat equipment will not exceed
seven (7) working days from arrival of such equipment at the port of entry.
|-- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|D. | The parties will work together to provide reasonable assistance to each other in their discussions with the relevant taxation authorities to minimize the amount of any withholding
taxes or deductions including the provision of tax certificates to determine the amount of tax withheld, as appropriate
|-- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 7: | Payment Terms
|---------- | -------------



|A. | The Price shall be paid by Inmarsat in accordance with the Payment Plan specified in Annex C, Price & Payment Plan.
|-- | -------------------------------------------------------------------------------------------------------------------



|B. | With respect to each amount specified in Annex C, Price & Payment Plan, the Contractor shall submit an invoice to Inmarsat when the corresponding milestone event has
been completed. Each invoice shall contain, or be accompanied by, written confirmation from the Contractor that the relevant milestone event has been completed. The invoice shall further include, as a minimum, the Contract
number09-4642, the Responsible Officer for technical matters in accordance with Article 33: Communicationsand the Responsible Officer in accordance with Article 32: Responsible Officers, and shall be sent directly to
Inmarsats Accounts Payable Department. The invoice shall further be in accordance with the requirements of Article 6: Taxes and Duties, and shall take into account any liquidated damages or early delivery incentives which have accrued
under Article 21: Terminationor Article 35: Incentives for Early Delivery respectively.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | Inmarsat shall pay each amount within fifteen (15) days after Inmarsat receives the correctly presented invoice and certification that the relevant milestone event has been
completed as further specified in Annex CPrice & Payment Plan, provided that Inmarsat has not, within fifteen (15) days after receipt of the applicable invoice, objected in good faith and in writing to the
Contractors claim that the applicable milestone event has been completed. In the event that Inmarsat has not objected to the completion of the milestones, as provided in Article 5 Final Acceptance, paragraph B or objected to the whole
or portion of an invoice within fifteen (15) days, the invoice shall be deemed accepted provided that such invoice has been submitted in accordance with the provisions of Article 7B. Inmarsat shall not raise any objection merely for the reason
that any invoice is not in the form given in Article 7 B.
|-- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|D. | All invoices shall be submitted in the original. Any value added tax, or other sales taxes and duties, or service tax, if applicable, shall be itemized on the invoice, in accordance
with Article 6: Taxes and Duties.
|-- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|E. | With respect to each amount that becomes due from the Contractor to Inmarsat, for example where the Contractor pays damages to Inmarsat under Article 21: Termination, or
where the Contractor pays for additional costs under Article 9: Warranty, such payments will be treated as a reduction in the Price as described in Article 4: Price and Annex C, Price & Payment Plan, for which the
Contractor shall issue a credit note. The credit note shall separately identify any credit for taxes and duties (including VAT). Inmarsat shall be entitled to:
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (1) | Reduce the next payment milestone(s) accordingly, or
| | --- | ----------------------------------------------------



| | (2) | Should the value of the remaining milestones be insufficient to cover the total amount, then for the balance of such payments due to Inmarsat, Inmarsat shall submit an invoice or
invoices to the Contractor at dates to be decided by Inmarsat. The Contractor shall pay such invoice(s) within thirty (30) days from receipt of invoice.
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|F. | Without prejudice to the Parties respective rights of termination under Article 21 of this Contract, in the case of late payment of any amount payable by either Party under
this Contract, the exclusive remedy for the other Party shall be action to compel payment with interest on the amount outstanding at a rate of the current three (3) month US Dollar London Inter-Bank Offer Rate (LIBOR) plus three
(3) percentage points per annum calculated based on each day of delay. Such interest charge shall be computed commencing on the first day following the payment due date until payment is received.
|-- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |        
|---------- |  | ------------------------------------------------------------------------------- |  | -------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 9



---

LOGO



|G. | The Contractor may not suspend its performance of the Work if any payment is overdue unless it is entitled to terminate this Contract in accordance with the provisions of Article
21: Termination.
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|H. | In the event of a dispute over the content of an invoice, Inmarsat shall pay the undisputed amount on that invoice within the period specified in paragraph C above and shall notify
the Contractor in writing, within fifteen (15) days from the receipt of invoice, of the dispute. The Contractor shall respond to Inmarsat within fifteen (15) days after receipt of a written notice of dispute advising on any initial
action being taken to resolve the dispute whereupon the Parties shall meet within a further seven (7) days to seek a mutually acceptable resolution to the matter. If the parties are not able to resolve the dispute within the aforesaid seven
(7) days, the matter shall be taken for resolution under Art 26A (1) to (3) failing which the matter may be referred to Arbitration under Art 26 B.
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|I. | At Inmarsats request, the Contractor shall provide Inmarsat with a proposal to provide extended maintenance and support of the Core Module Reference Design and the UT Handset
Reference Design three (3) months prior to the expiry of the Warranty Period described in Article 9. The Contractor shall detail the extent of the man hours required to support a mutually agreed specification for such maintenance and support
based on the prices for such resource given in Annex C, Price and Payment Plan. These rates, which shall be subject to an annual escalation of five (5%) percent commencing on the anniversary of the expiry of the Warranty Period and for a
period of three (3) years thereafter, shall also be the basis for man day rates by Sasken when providing any proposals to Inmarsat for further additional work.
|-- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|J. | Notwithstanding anything contained in this Article 7, Inmarsat shall not have the right to retrospectively dispute the Price in any invoice, with respect to which the
Deliverables/Work have been accepted as per Article 5: Final Acceptance.
|-- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 8: | Contractor Deliverables, Title and Assumption of Risk
|---------- | -----------------------------------------------------



|A. | Title to all Deliverables specified in Paragraph A of Article 2: Delivery by Contractor, shall pass to Inmarsat upon acceptance by Inmarsat pursuant to Article 5: Final
Acceptance.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | The Deliverables are offered Ex Works the Contractors premises. However the Contractor shall arrange for transport and insurance together with other custom duties and itemize
the cost on the invoice.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 9: | Warranty
|---------- | --------



|A. | General Warranties:
|-- | -------------------



| | (1) | The Contractor warrants to Inmarsat that it has and will deliver good title to all tangible Deliverables and that all such tangible Deliverables will be delivered free from any
claim, lien, pledge, mortgage, security interest, or other encumbrances.
| | --- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | Notwithstanding any prior inspection or acceptance by Inmarsat, the Contractor warrants that:
| | --- | ---------------------------------------------------------------------------------------------



| | (a) | All Deliverables specified in the SOW shall be new and free from any defects in materials and workmanship;
| | --- | ----------------------------------------------------------------------------------------------------------



| | (b) | All services shall be performed in a skilful and workmanlike manner by suitably qualified personnel and consistent with the best practices of the industry; and
| | --- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (c) | All Deliverable items, including hardware, software, services and documentation shall conform to the applicable specifications and requirements set forth in the PRSD and the
Statement of Work.
| | --- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (3) | Without prejudice to the generality of the foregoing, the Contractor warrants that:
| | --- | -----------------------------------------------------------------------------------



| | (a) | The Core Module Reference Design and the UT Handset Reference Design shall conform to and perform in accordance with the SoW and PRSD in Annex A and Annex B respectively;
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (b) | The UT Handset Pre-production Units shall be of satisfactory quality and conform to, and perform in accordance with the SoW and PRSD in Annex A and Annex B respectively;
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (c) | It has, and will continue to have, all necessary rights in and to the Intellectual Property Rights and materials made available by the Contractor (or Sub-Contractor) and which are
used to perform the Contractors obligations under this Contract, including the grant of licensed rights in accordance with Article 11;
| | --- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 10



---

LOGO



| | (d) | The Deliverables and the exercise of the licensed rights to be granted under Article 11 of this Contract do not and are not likely to infringe any Intellectual Property Rights,
other than Essential Intellectual Property Rights;
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (e) | To the best of the Contractors knowledge, the Deliverables and the exercise of the licensed rights to be granted under Article 11 of the Contract shall not infringe any
Essential Intellectual Property Rights;
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (f) | Any software to be licensed pursuant to Article 11 will be free of material defects in such that it will perform in accordance with the applicable specifications and requirements
set forth in the PRSD and the Statement of Work.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (4) | The warranties set forth in this Article 9 shall have different commencement dates as follows:
| | --- | ----------------------------------------------------------------------------------------------



| | (a) | The warranties set forth in Article 9 A (1) and (2) are given at EDC and shall continue until expiry of the Warranty Period (as defined in Article 9 A 4 (c) below);
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (b) | The warranties set forth in Article 9 A (3) (b) shall be given at the date of acceptance of the UT Handset Pre-Production Units and shall continue until expiry of the
Warranty Period. The Contractor shall rectify any faults or defects in the UT Handset Pre-Production Units in accordance with the terms and service levels specified in this Contract and the SOW; and
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (c) | The remaining warranties set forth in this Article 9 shall commence from M 13 (Phase 1) as defined in Statement of Work in Annex A and run for a period of eighteen months
(Warranty Period). With respect to the dual mode (Phase 2) Deliverable as defined in Statement of Work the aforesaid warranties shall commence from M 14 and be co-terminous with the Warranty Period for Phase 1.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (5) | With respect to warranty support for hardware, the Parties agree that if design changes are required to be made due to a design fault, the Contractor will bear the cost of
re-designing such hardware inclusive of the costs of material, where such design fault is detected before Phase 1. Where the design fault is detected after Phase 1, the Contractor agrees to carry out the requisite design changes in accordance with
its warranty obligations, save that Inmarsat shall bear the cost of material in re-designing the hardware.
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (6) | The rights and remedies of Inmarsat provided in this Article 9 shall be in addition to, and without prejudice to, or forfeiture of, any other rights and remedies Inmarsat may have
under this Contract, or at law or in equity.
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | Remedies in Respect of Non-Conforming Work:
|-- | -------------------------------------------



| | (1) | In the event of defective or non-conforming Work during the Warranty Period whether equipment, services, software, reports or otherwise, Inmarsat shall notify the Contractor that
the Work is non-conforming, identifying those particulars in which the Work fails to conform. Inmarsat shall have the following remedies:
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (a) | Inmarsat may require the Contractor to correct or replace the defective or non-conforming Work at the Contractors expense. The decision whether the non-conforming Work is to
be corrected or replaced shall be the Contractors, but the Contractor shall consult with Inmarsat and obtain Inmarsats agreement prior to correcting or replacing the defective or non-conforming Work. If the Contractor does not, correct
or replace the Work within an agreed period after notification from Inmarsat, or if the Contractor fails to do so effectively, Inmarsat may have the correction or replacement done by a third party, in which case the Contractor shall reimburse
Inmarsat for all costs reasonably incurred by Inmarsat in doing so. Inmarsat shall pay to transport the equipment to Contractor and the Contractor shall be responsible to pay for the transport back.
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | The Warranty Period shall be extended on a day for day basis at no additional cost to Inmarsat for each and every day that Contractor is unable to fix certain mutually agreed
category 1 defects (as defined in Annex A, Statement of Work) within the SLA provided in Annex A, Statement of Work in circumstances where such category 1 defect cause, in Inmarsats opinion, significant loss of revenue to
Inmarsat.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 11



---

LOGO



| | (3) | Without prejudice to the foregoing, the Contractor shall provide CSI (as particularised in the SOW) and warranty support in accordance with Annex J and the SOW.
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 10: | Access to Work in Progress and Data
|----------- | -----------------------------------



|A. | As used in this Article, the term Sub-Contractors refers to those Sub-Contractors within the scope of Article 29: Key Sub-Contractors. To the extent necessary to
implement this Contract, the Contractor shall pass the provisions of this Contract through into all such Sub-Contracts.
|-- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | The Contractor shall provide for design and progress review meetings with Inmarsat, and submit reports and documentation, in accordance with Annex A, Statement of Work.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | Inmarsat shall have the right, at all reasonable times during the performance of this Contract, to monitor the Work in progress at the sites of the Contractor and its
Sub-Contractors, subject to the Contractors standard operating and security procedures. Provided that whenever Inmarsat desires to visit the site of a Sub-contractor, such visit shall be together with a Sasken representative and provided
further that Inmarsat shall not issue any instructions to the Sub-contractor without the prior consent of Sasken.
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|D. | All documentation and data relating to the performance of this Contract shall, upon Inmarsats request and at Inmarsats election, be made available for inspection and
copying at the sites of the Contractor and its Sub-Contractors, or copies shall be delivered to Inmarsat. This obligation shall apply during the period of performance of the Contract, including, but not limited to, the Warranty Period defined in
Article 9: Warranty. With respect to any such documentation and data that is not deliverable pursuant to Paragraph A of Article 2: Delivery by Contractor, Inmarsat shall reimburse the reasonable costs of copying or
delivery. Thereafter, to the extent that such documentation and data is of a type normally retained by the Contractor and its Sub-Contractors, it shall continue to be available for such purposes for a period of two (2) years from the date of
expiry or earlier termination of this Contract.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|E. | Subject to reasonable arrangements commensurate with those provided in this Contract to ensure the confidential treatment of proprietary information, the same rights of access
granted to Inmarsat in this Article shall be granted to any technical consultants working for Inmarsat in connection with this Contract or any projects related to the Work to be performed under this Contract.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 11: | Licensing of Intellectual Property Rights
|----------- | -----------------------------------------



|A. | Notification of and disclosure of Foreground to Inmarsat
|-- | --------------------------------------------------------



The Contractor shall notify Inmarsat in writing of any and all items of Foreground upon:



| | (a) | completion of the Work to be performed under this Contract;
| | --- | -----------------------------------------------------------



| | (b) | termination of this Contract; and
| | --- | ---------------------------------



| | (c) | the written request of Inmarsat made at any time and from time to time,
| | --- | -----------------------------------------------------------------------



and the Parties acknowledge and agree that notification shall be in the form of a report, which shall contain a list setting forth the nature of each item of Foreground,
the system, sub-system, process or part thereof to which each listed item relates, and the source of each such item. The report shall be attached to this Contract as Annex E, Foreground and shall be up-dated in accordance with each new report.



|B. | Grant of IPR licence to Inmarsat and its Designees
|-- | --------------------------------------------------



| | (1) | The Contractor hereby agrees grants or shall procure a direct grant to Inmarsat of an irrevocable, perpetual, non-exclusive, worldwide right and licence to use the Core Module
Reference Design and the UT Handset Reference Design for Inmarsat Purposes, and to grant sub-licences to any Designee to use the same for Inmarsat Purposes.
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | For the avoidance of doubt, all sub-licences granted by Inmarsat to its Designees pursuant to Article 11 B above shall be subject to the same terms as those imposed upon Inmarsat
under the terms of this Contract.
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 12



---

LOGO



| | (3) | Subject to Article 11 B (1) above, the Contractor undertakes and agrees upon request to grant or procure a direct grant to Inmarsat of an irrevocable, non-exclusive, worldwide
right and licence to use and sub-license its Designee to use of all Foreground, Contractor Background, Sub-Contractor Background and Inventions to the extent required for the purpose of manufacturing, having manufactured on its behalf, marketing,
selling and using the GSPS Product Suite on terms that are fair, reasonable and non-discriminatory.
| | --- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (4) | The Contractors obligation to license Inmarsat under Article 11 B (2) and (3) above shall be subject only to Inmarsats agreement to pay the Royalties (if any)
due in accordance with Annex I, and no other fees shall be levied in respect of such licence.
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | Use of Inmarsat Background
|-- | --------------------------



| | (1) | The Statement of Work and/or the list of Inmarsat deliverables as listed in Annex A shall include all Inmarsat Background that is to be made available to the Contractor for the
purpose of enabling or facilitating the Contractor to perform and complete the Work. Annex F shall include a non-exhaustive list of Inmarsat Background.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | The Contractor acknowledges and agrees that the Inmarsat Background shall remain the property of Inmarsat and the Contractor shall not make any representation or do any act or thing
that may or could indicate that it has any right or title to, or interest in, the Inmarsat Background.
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (3) | Inmarsat hereby grants to the Contractor a non-exclusive, royalty free right and licence to use the Inmarsat Background strictly for the purpose of fulfilling its obligations under
this Contract.
| | --- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (4) | The Contractor shall use reasonable efforts to disclose to Inmarsat as on the Effective Date all Contractor and Sub-Contractor Background relevant to the Work. This Background is
listed in Annex F, Contractor and Sub-Contractor Background. The Parties acknowledge and agree that Annex F shall be updated from time to time and, in any event, upon Final Acceptance, and Inmarsats acknowledgment of the final Annex
F shall be part of the Final Acceptance requirements.
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|D. | Licence grant to CEM and Value-Added Manufacturers
|-- | --------------------------------------------------



| | (1) | The Contractor agrees and undertakes to Inmarsat that it shall, at Inmarsats request, grant or procure the direct grant to the CEM of an irrevocable, non-exclusive, worldwide
right and licence to use the Core Module Reference Design, the UT Reference Design and all Foreground, Contractor Background, Sub-Contractor Background and Inventions to the extent required for the purpose of manufacturing, having manufactured on
its behalf, marketing, selling and using the GSPS Product Suite on terms and conditions that are fair, reasonable and non-discriminatory.
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | The Contractor agrees and undertakes to Inmarsat that it shall, at Inmarsats request, grant or procure the direct grant to one or more Value Added Manufacturers of an
irrevocable, non-exclusive, worldwide right and licence to use Core Module Reference Design, the UT Reference Design and all Foreground, Contractor Background, Sub-Contractor Background, and Inventions to the extent required for the purpose of
manufacturing, having manufactured on its behalf, marketing, selling and using the GSPS Product Suite on terms and conditions that are fair, reasonable and non-discriminatory.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (3) | The Contractors obligation to grant a licence to any licensee(s) under Article 11 D (1) and (2) above is subject only to the licensees agreement to pay the
Royalties specified in Annex I, and no other fees shall be levied in respect of such licence.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|E. | Sub-Contracts
|-- | -------------



| | (1) | The Contractor shall not sub-contract any of its obligations under this Contract without Inmarsats prior written consent, which Inmarsat shall not unreasonably withhold or
delay. In order to help Inmarsat reach a decision on a proposed Sub-Contractor, Contractor shall provide all such information as Inmarsat may reasonably require about the proposed Sub-Contractor and the impact of such Sub-Contract on this Contract.
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 13



---

LOGO



| | (2) | Where the Contractor makes use of a Sub-Contractor in order to perform the Work (or any part thereof) the Contractor shall, unless contrary to law or unless Article 11.E
(3) applies, ensure that provisions are included in the relevant sub-contracting agreement to the effect that:
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (a) | all Foreground shall vest with the Contractor; or
| | --- | -------------------------------------------------



| | (b) | where, for whatever reason, Foreground created by a Sub-Contractor will not vest in the Contractor from the outset, the Sub-Contractor shall undertake to take all necessary steps
including, but not limited to, the execution of assignments, assurances or other documents, in order to effect a valid assignment of that Foreground to the Contractor.
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (3) | Where the Contractor makes use of a Sub-Contractor in order to perform the Work (or any part thereof) and where, for whatever reason, both (a) and (b) in Article 11.E
(2) are unlawful or unattainable, the Contractor shall ensure that provisions are included in the relevant Sub-Contract which compulsorily require the Sub-Contractor to grant to the CEM, Value-Added Manufacturers or Third Party Developers an
irrevocable, non-exclusive, worldwide right and licence to use all requisite Sub-Contractor Background and Foreground for the purposes specified in Article 11 D (1) and Article 11 F. Any such licence shall be subject to the Royalties specified
in Annex I, but no other fees shall be payable thereon.
| | --- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|F. | Grant of licence to Third Party Developers
|-- | ------------------------------------------



If Inmarsat wishes to engage a Third Party Developer to (i) modify the Core Module and/or (ii) develop the next-generation UT Handset,
Contractor agrees and undertakes to Inmarsat that it shall license, to the extent it owns, or exercise commercially reasonable efforts to sub-license or procure from such third parties direct licenses for such Third Party Developer to use, modify
and develop the Core Module Reference Design, the UT Handset Reference Design and all Foreground, Contractor Background, Sub-Contractor Background and Inventions for Inmarsat Purposes on fair, reasonable and non-discriminatory terms.



|G. | RFP for development of Core Module/UT Handset
|-- | ---------------------------------------------



Inmarsat undertakes to the Contractor that it shall invite the Contractor to tender alongside other Third Party Developers for the future
(i) modification of the Core Module and/or (ii) development of the next generation UT Handset utilising the Foreground.



|H. | Proprietary Rights
|-- | ------------------



| | (1) | The Contractor (or, the appropriate third party rights owner(s)) shall own the Intellectual Property Rights in the Core Module Reference Design and the UT Handset Reference Design,
| | --- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | The Contractor (or, the appropriate third party rights owner(s)) shall retain ownership of the Foreground, Contractor Background and Contractor Improvements.
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (3) | The Contractor agrees that, for the seven (7) year period beginning on the date of Final Acceptance, it shall not use nor grant any licences to any third parties to use any
elements of the Foreground which are specifically directed towards the Core Module Reference Design, the UT Handset Reference Design or the GMR2 specifications or otherwise pertain to the look and feel of the UT Handset (Licensed Rights)
without Inmarsats prior written consent.
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|I. | Access to Software Source Code
|-- | ------------------------------



| | (1) | The Contractor shall, within twenty (20) working days after Final Acceptance deposit the source code of all software in the Core Module Reference Design and the UT Handset
Reference Design (Source Code) with the National Computing Centre (NCC).
| | --- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | The Contractor shall ensure that the deposited version of the source code is the current version of the Source Code and that the deposited version is kept up to date as the Source
Code is modified or upgraded. Inmarsat shall pay the deposit and maintenance fees under the escrow agreement with NCC.
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 14



---

LOGO



| | (3) | Where the Contractor is unable to procure compliance with the provisions of Article 11 I (1) in respect of any Source Code which is proprietary to a third party, it shall
provide Inmarsat with written evidence of its inability to comply and shall agree with Inmarsat a suitable alternative to escrow that affords Inmarsat the nearest equivalent protection. The Contractor shall be excused from its obligations under
Article 11 I (1) only to the extent that the Parties have agreed on a suitable alternative.
| | --- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (4) | The trigger events for release of the Source Code from escrow are:
| | --- | ------------------------------------------------------------------



| | (a) | Termination of any arrangement between Inmarsat and the Contractor for the maintenance and support of the Core Module Reference Design and the UT Handset Reference Design;
| | --- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (b) | The Contractor refuses or is otherwise unable to maintain and support the Core Module Reference Design and the UT Handset Reference Design on an ongoing basis;
| | --- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (c) | Termination by the escrow agent of the escrow agreement if such termination is occasioned by any breach or default by the Contractor of its obligations under the escrow agreement;
or
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (d) | Insolvency of the Contractor or failure to pay its debts as they fall due.
| | --- | --------------------------------------------------------------------------



| | (5) | In circumstances where Inmarsat obtains the release of the Source Code and material documentation from escrow, the Contractor hereby grants Inmarsat a licence to use, modify,
repair, reconstruct, or develop the Source Code for the purposes envisaged by this Contract and provided always that Inmarsat continues to pay the Royalties due under Annex I.
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|J. | Further Assurance
|-- | -----------------



Notwithstanding termination of this Contract for any reason, the Contractor shall do and execute and shall procure that Personnel and any Sub-Contractor
engaged in the performance of the Work and its directors, employees, agents, consultants do and execute all and any documents and do all such things as Inmarsat may reasonably require in order to give effect to the provisions of this Article 11.



|K. | Rights Not Granted
|-- | ------------------



Notwithstanding anything in this Contract to the contrary, the license rights set forth in this Article 11 or elsewhere in this Contract do not include
any license, directly or indirectly, expressly or by implication or estoppel, in or to any Essential Intellectual Property Rights, which must be obtained from third parties directly, whether by Inmarsat, the CEM or any Value Added Manufacturer.
Provided always that, in the event that, after the execution of this Contract, the Contractor or any of its Sub-Contractors shall first become aware of the existence of any Essential Intellectual Property Rights, the Contractor shall forthwith
notify Inmarsat of the same and thereafter (a) the Contractor shall use all reasonable efforts to provide a workaround solution for the Core Module and/or the UT Handset (as applicable) that avoids the need for either the Core Module or the UT
Handset to deploy or infringe any Essential Intellectual Property Rights/or (b) Contractor will at the request of Inmarsat use all reasonable efforts to facilitate the commercialisation by Inmarsat, the CEM, or any Value Added Manufacturer, as
the case may be, of a satellite-only Core Module, with the GSM component disabled or removed/or (c) the Contractor may at the request of Inmarsat use all commercially reasonable efforts to assist Inmarsat, the CEM, or any Value Added
Manufacturer, as the case may be, in obtaining a license from the owner of the Essential Intellectual Property Rights.



|Article 12: | Patents for Patentable Inventions
|----------- | ---------------------------------



|A. | Secrecy of Patentable Inventions
|-- | --------------------------------



| | (1) | The Contractor shall take all necessary steps to preserve the secrecy of all Patentable Inventions and shall use its best endeavours not to publish, put into commercial use, offer
for sale or otherwise perform acts which would or reasonably could adversely affect the patentability of any Patentable Invention in any country before an application is filed pursuant to Article 12.B below.
| | --- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | If any publication, commercial use, offer for sale or other act is made in error, the Contractor shall immediately notify Inmarsat of all relevant details and circumstances and
shall take all available steps to minimise any reasonably foreseeable adverse effects.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 15



---

LOGO



|B. | Filing of Patent Application
|-- | ----------------------------



| | (1) | The Contractor shall have the right to file, at its own expense, patent applications in respect of Patentable Inventions throughout the world.
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | The Contractor shall give prompt written notice to Inmarsat of:
| | --- | ---------------------------------------------------------------



| | (a) | each patent application filed;
| | --- | ------------------------------



| | (b) | each patent granted; and
| | --- | ------------------------



| | (c) | those countries in which it intends to file and, where relevant, those countries in which it intends to refrain from filing, an application for patent registration.
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (3) | Upon notice of foreign filings from the Contactor pursuant to Article 12.B (2)(c) above, Inmarsat shall identify any additional countries in which it would like a patent
application to be filed and, within sixty (60) days of receiving Inmarsats request, the Contractor shall advise Inmarsat whether it intends to file a patent application in the country or countries specified.
| | --- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (4) | For each country in respect of which the Contractor gives notice to Inmarsat that it does not intend to file an application for patent protection of a Patentable Invention, the
Contractor shall, where lawful and at the written request of Inmarsat, apply for patent protection in each such country at Inmarsats expense and promptly transfer and assign to Inmarsat all rights in such patent applications.
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (5) | Should the Contractor elect to abandon, assign or otherwise alienate a patent or an application therefor in respect of a Patentable Invention in any country and at any time, whether
during the Term or otherwise, the Contractor shall notify Inmarsat of same in writing prior to any such action being taken and shall offer to assign absolutely all and any rights in and title to such patent(s) or application(s) therefor to Inmarsat.
Where in order to keep any patent(s) or application(s) therefor registered or alive for a period of sixty (60) days from the date of notification as aforementioned, action or fees are required or payable, the Contractor shall take all such
requisite action and/or pay all such fees, unless Inmarsat has advised the Contractor that it does not intend to exercise its rights to have those patent(s) or application(s) therefor assigned to it.
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (6) | All the costs of filing and prosecuting any application and maintaining any patent obtained pursuant to an application in respect of a Patentable Invention shall be borne by the
Contractor, save that Inmarsat shall bear all such costs in respect of any patent application filed or patent obtained by Inmarsat pursuant to Article 12.B (4) and any application or patent assigned to Inmarsat pursuant to
Article 12.B (5).
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (7) | In addition to the obligations set forth in this Article 12.B, the Contractor shall furnish Inmarsat a copy of each application (including but not limited to the full patent
specification) with respect to Patentable Inventions within twenty-eight (28) days of filing such application and, at Inmarsats request, shall keep Inmarsat advised of the progress of each application or of those applications as Inmarsat
may specify from time to time.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | Examination of Records Relating to Patentable Inventions
|-- | --------------------------------------------------------



| | (1) | At any time between the Effective Date, the expiry of the sixty-sixth month period after final payment is made under Article 7: Payment Terms, or (if earlier) the date this Contract
terminates, the Contractor shall:
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (a) | permit Inmarsat, upon reasonable prior notice and subject to the Contractors standard operating and security procedures, to examine any books, records, documents and other
data and materials in the possession or control of the Contractor that Inmarsat shall reasonably deem likely to be directly pertinent to the discovery or identification of a Patentable Invention or to the compliance by the Contractor with its
obligations under Article 11:Inmarsats Rights in Technical Data and Inventions and/or Article 12 Patents for Patentable Inventions of this Contract; and
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (b) | at the written request of Inmarsat, promptly execute and supply Inmarsat with an irrevocable power of attorney to inspect and make copies of each patent application in relation to
any Patentable Invention filed by or on behalf of the Contractor.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 16



---

LOGO



For the avoidance of doubt, the Contractor hereby acknowledges and agrees that the rights accruing to
Inmarsat under this Article 12.C shall be in addition and without prejudice to any other rights that Inmarsat may have in relation to unreported Patentable Inventions.



|Article 13: | Contractors IPR Indemnity
|----------- | --------------------------



|A. | This Article 13 shall apply to all third-party claims that the Intellectual Property Rights of a third party is infringed by:
|-- | -----------------------------------------------------------------------------------------------------------------------------



| | (1) | the use of any Deliverable item under this Contract; or
| | --- | -------------------------------------------------------



| | (2) | the exercise of any licensed rights under this Contract.
| | --- | --------------------------------------------------------



save that the Contractor shall have no liability where such infringement is caused solely by the use or exercise of (i) Essential Intellectual
Property Rights or (ii) Inmarsat Background or (iii) Intellectual Property Rights which are assigned, sub-licensed or otherwise transferred to the Contractor under the Mediatek Licence pursuant to this Contract, provided always that the
Contractor shall, on request, subrogate any rights it has under the Mediatek Licence to Inmarsat (if any) and cede sole conduct of any claim against Mediatek to enable Inmarsat to benefit from any indemnity given by Mediatek against such third party
infringement claims.



|B. | The indemnity carve out in Article 13 A (iii) in relation to the Mediatek Licence shall not apply to the extent that the claim of IPR infringement results from any modification
by the Contractor of the Intellectual Property Rights assigned, sub-licensed or otherwise transferred to the Contractor under the Mediatek Licence.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | The Contractor undertakes to defend, at its sole expense, any and all claims within the scope of Article 13.A above and to indemnify and keep indemnified any and all Inmarsat
Indemnitees against any and all losses, damages, liabilities, costs, penalties, fines and expenses (including, without limitation, legal expenses) resulting from such claims, provided always that the Indemnitee gives to the Contractor prompt notice
of such claim, all necessary authority to defend or settle the claim on its behalf and, at the request and sole cost of the Contractor, reasonable cooperation and assistance and such relevant information as is available to it.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|D. | If, as a result of any claim to which this Article 13 applies, the use of any Deliverable or the exercise of any license rights granted by the Contractor under this Contract is
Enjoined, or the sale, lease or use of any Deliverable under this Contract is Enjoined after delivery, the Contractor agrees to do the following in the order stated:
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (1) | to use all reasonable endeavours to negotiate a licence or other agreement with the claimant to resolve the relevant dispute or rectify the negative or undesirable consequences of
the Enjoinment upon Inmarsat or any Designee; and
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | where applicable, to modify the Deliverable or substitute a suitable item so that the modified or substituted item is not subject to the Enjoinment.
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------



|E. | The Contractor acknowledges and agrees that:
|-- | --------------------------------------------



| | (1) | where neither of the alternatives particularised in Article 13.D above is suitably accomplished by the Contractor, the Contractor shall indemnify and keep indemnified Inmarsat
Indemnitees from any losses, damages, liabilities, costs, penalties, fines and expenses (including without limitation, legal expenses) suffered or incurred as the result of the relevant Enjoinment; and
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | the provisions of this Article 13.E shall apply to any Deliverable modified or substituted pursuant to Article 13. D. (2)
| | --- | -------------------------------------------------------------------------------------------------------------------------



|F. | Without prejudice to the foregoing, Inmarsat agrees that it shall not enforce its rights under this Article 13 to the extent that and in the opinion of qualified legal counsel,
Inmarsat is entitled to seek indemnification against the third party infringement claim from EMS on the terms set forth in the EMS Transfer Agreement.
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|G. | The indemnity carve-out in Article 13 F shall not apply where the alleged infringement of third party IPR by the use of a Deliverable or exercise of the licensed rights under this
Contract is caused by the use or exercise of the Contractors proprietary IPR (including, without limitation, any IPR owned by the Contractor in the GSM/GPRS protocol stack and application framework).
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 17



---

LOGO



|H. | The rights and remedies specified in this Article 13 shall be the exclusive remedies of Inmarsat with respect to third-party intellectual property infringement claims.
|-- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 14: | Loss and Damage Indemnity;
|----------- | --------------------------



|A. | This Article shall apply with respect to any third party (including Inmarsat employees and consultants performing substantially full-time services at Inmarsats direction)
claims of loss of or damage to tangible personal property, or personal injury or death, caused by any negligent act or omission, or willful misconduct, of a Party or any of its Personnel in the performance of the Work or otherwise in connection with
this Contract.
|-- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | Each of the Parties shall defend, hold harmless and indemnify all and any of the other Partys Indemnitees against all losses, all direct damages, liabilities, costs,
penalties, fines, and expenses suffered by an Indemnitee as a result of claims within the scope of section A above of this Article 14.
|-- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | The obligations shall be contingent upon the Indemnitee giving the indemnifying Party prompt notice of such claims, appropriate authority to defend the claims on their behalf, and,
at the request of the indemnifying Party, reasonable cooperation and assistance and such relevant information as is available to them..
|-- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 15: | Inmarsat IPR Indemnity
|----------- | ----------------------



|A. | This Article 15 shall apply to all third-party claims that the Intellectual Property Rights of such third party are infringed by the use of any Inmarsat Background.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | Inmarsat undertakes to defend, at its sole expense, any and all claims within the scope of Article 15 A above and to indemnify and keep indemnified the Contractor against any and
all losses, damages, liabilities, costs, penalties, fines and expenses (including, without limitation, legal expenses) resulting from such claims, provided always that the Contractor gives to Inmarsat prompt notice of such claim, all necessary
authority to defend or settle the claim on its behalf and, at the request and sole cost of Inmarsat, reasonable cooperation and assistance and such relevant information as is available to it.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | If, as a result of any claim to which this Article 15 applies, the use of any Inmarsat Background or any license rights granted by Inmarsat under this Contract is Enjoined, or the
sale, lease or use of any Inmarsat provided equipment or data under this Contract is Enjoined after delivery, Inmarsat agrees to do the following in the order stated:
|-- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (1) | to use all reasonable endeavours to negotiate a licence or other agreement with the claimant to resolve the relevant dispute or rectify the negative or undesirable consequences of
the Enjoinment upon the Contractor; and
| | --- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | where applicable, to modify the Inmarsat provided equipment or data or substitute a suitable item so that the modified or substituted item is not subject to the Enjoinment.
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|D. | Inmarsat acknowledges and agrees that:
|-- | --------------------------------------



| | (1) | where neither of the alternatives particularised in Article 15.C above are suitably accomplished by Inmarsat, Inmarsat shall indemnify and keep indemnified the Contractor from any
losses, damages, liabilities, costs, penalties, fines and expenses (including without limitation, legal expenses) suffered or incurred as the result of the relevant Enjoinment; and
| | --- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | the provisions of this Article 15.D shall apply to any Inmarsat provided equipment or data modified or substituted pursuant to Article 15. C. (2).
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------



|E. | The provisions of this Article 15 shall not apply to any third party IPR infringement claim in respect of and to the extent that:
|-- | ---------------------------------------------------------------------------------------------------------------------------------



| | (1) | Any use by or on behalf of the Contractor of the Inmarsat Background in combination with any item not supplied by Inmarsat (including the EMS Transferable Work) gives rise to the
third party IPR infringement claim; or
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 18



---

LOGO



| | (2) | Any modification carried out by or on behalf of the Contractor to the Inmarsat Background under this Contract, if such modification was not authorised by Inmarsat or otherwise
envisaged under this Contract, gives rise to the third party IPR infringement claim.
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|F. | The rights and remedies specified in this Article 15 shall be the exclusive remedies of the Contractor with respect to claims that the Inmarsat Background infringes any third-party
Intellectual Property Rights.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 16: | Limitation of Liability
|----------- | -----------------------



|A. | Save in respect of liability for death and personal injury resulting from negligence (which shall be unlimited) the Contractors aggregate liability to Inmarsat whether in
tort, contract, misrepresentation or otherwise and in respect of its indemnity in Article 13 shall be limited to an amount equal to the Price.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | Save in respect of liability for death and personal injury resulting from negligence (which shall be unlimited), Inmarsats aggregate liability to the Contractor whether in
tort, contract, misrepresentation or otherwise, and in respect of its indemnity in Article 15 shall not exceed US$ ****.
|-- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | Neither Party shall be liable to the other or to any third party for any indirect, special, or consequential damages arising out of this Contract.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------



|Article 17: | Inmarsat Property and Facilities
|----------- | --------------------------------



|A. | With respect to all equipment, facility or other property provided to the Contractor by Inmarsat, which for the sake of clarity shall exclude the EMS Transferable Work , or any of
Inmarsats other contractors, pursuant to Annex A, Statement of Work, the following terms and conditions shall apply:
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (1) | The Contractor shall exercise due care to ensure that such equipment, property or facility is suitable for the purpose intended in connection with the performance of the Work under
this Contract. If the Contractor is not so satisfied, the Contractor shall give Inmarsat written notice to that effect as soon as possible. In the case of deficiencies that should be reasonably discoverable upon receipt and examination, such notice
must be given within fifteen (15) days after receiving the relevant equipment, property or facility, otherwise the equipment, property or facility shall be deemed suitable for its intended purposes.
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | The Contractor shall ensure that such property, equipment or facility is used solely in the performance of this Contract.
| | --- | -------------------------------------------------------------------------------------------------------------------------



| | (3) | Title to all property and equipment and each facility provided by Inmarsat shall at all times remain with Inmarsat, and the Contractor shall ensure that no claim, lien, pledge,
mortgage, security interest, or other encumbrance attaches to such property, equipment or facility as a result of any act or omission of the Contractor or any of its Sub-Contractors.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (4) | The Contractor shall return such property, equipment to Inmarsat or cease use of any facility on request by Inmarsat or when it is no longer required in connection with the
performance of any Work under this Contract, or in the event of termination of this Contract (whichever is sooner). The costs associated with returning the property, equipment or ceasing use of the facility shall be borne by the Contractor.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (5) | The Contractor shall bear the risk of loss of or damage to such equipment or property from the time that it arrives on the premises of the Contractor or any of its Sub-Contractors
and for so long as it remains in their custody or from the time of use in case of a facility. However, fair wear and tear due to efflux of time shall be excepted. When the property is returned to Inmarsat pursuant to Paragraph A (4) of
this Article, the risk of loss or damage while in transit shall be borne by the Contractor.
| | --- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (6) | Responsibility for any taxes or duties associated with the delivery, use, or return of such property, equipment or facility shall be in accordance with Article 6: Taxes and
Duties.
| | --- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | Any delay in delivery by Inmarsat to Contractor of any item identified in Article 17 A above shall not constitute a material breach of the Contract by Inmarsat but shall be subject
to the provisions of Article 27, Changes.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------





|* | Portions of this document marked with **** have been omitted pursuant to a request for confidential treatment submitted with the SEC. The original contracts have been filed
separately with the SEC as part of the confidential treatment request.
|- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 19



---

LOGO



|Article 18: | Documents Supplied by Inmarsat
|----------- | ------------------------------



|A. | This Article shall apply to any and all documents that Inmarsat is required to provide to the Contractor pursuant to this Contract, which for the sake of clarity shall exclude the
EMS Transferable Work. Inmarsat does not warrant that the information it may provide under this Contract shall be accurate and any implied warranties in relation to the accuracy of such information disclosed, including, but not limited to, the
implied warranties of fitness for a particular purpose, are hereby disclaimed.
|-- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | The Contractor shall exercise due care to ensure that such documents are sufficient for the performance of this Contract, and that they contain no manifest errors or anomalies. This
Article shall not apply to any errors or omissions in the documents that would not be reasonably discoverable by the Contractor exercising due care. However, if such errors or omissions are discovered, then the Contractor shall notify Inmarsat
without delay.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | With respect to documents supplied to the Contractor by Inmarsat, the Contractor shall be presumed to be satisfied that they are sufficient, that they contain no manifest errors or
anomalies, and that they are timely, unless the Contractor gives Inmarsat written notice that it is not so satisfied within fifteen (15) days after the Contractor receives such documents. On a case-by-case basis, the Contractor may request a
longer period to examine the documents, but such request must be made within the said fifteen (15) day period, and consent to such request shall not be unreasonably withheld.
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|D. | In addition to the obligations in Paragraphs B and C above, if the Contractor concludes, at any time during the performance of this Contract, that there are inaccuracies or
inconsistencies in any documentation supplied by Inmarsat or that it is not complete or sufficient to enable the Contractor to perform the Work, the Contractor shall immediately refer the matter to Inmarsat for resolution, or the definition of a
work-around, before proceeding with any Work affected by such deficiencies.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|E. | For the avoidance of doubt, if Inmarsat does not receive timely notice that the Contractor is not satisfied with any of the documents supplied by Inmarsat pursuant to this Contract,
or if the Contractor proceeds with any Work in contravention of this Article, the Contractor shall be neither relieved of its obligation to perform the Work as intended, nor entitled to any related increase in Price or extension of the delivery
schedule.
|-- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|F. | If, consequent to any instance covered in paragraphs B C & D, the Contractor believes that any revised documentation supplied by Inmarsat necessitates a change to the scope or
execution of the Work, the Contractor may initiate the change control process under Article 27.
|-- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|G. | Any delay in delivery by Inmarsat to Contractor of any item identified in Article 18 A above shall not constitute a material breach of the Contract by Inmarsat but shall be subject
to the provisions of Article 27, Changes.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 19: | Confidentiality
|----------- | ---------------



|A. | In consideration of each of the Parties disclosing that of their Confidential Information to the other, which is required for the performance of the Contract, each Party hereby
undertakes to:
|-- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (1) | use the other Partys Confidential Information exclusively for the purpose of this Contract and in accordance with the terms and conditions of this Contract; and
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | maintain confidential all of the other Partys Confidential Information that it may acquire in any manner for a period of five (5) years from either the Effective Date or
the date of disclosure, whichever is the later, by exercising the same standard of care to prevent unauthorized access and disclosure as it exercises with respect to its own confidential information of similar sensitivity, but in any event not less
than a reasonable degree of care.
| | --- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | The Parties acknowledge and agree that:
|-- | ---------------------------------------



| | (1) | Inmarsat will disclose only Confidential Information which it considers, in its absolute discretion, to be required to be disclosed in order to enable the Contractor to fulfil its
obligations under this Contract;
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | the Contractor shall disclose all Confidential Information relevant to the fulfillment of its obligations under this Contract and the timely and efficient completion of the Work;
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 20



---

LOGO



| | (3) | in order that the Parties may identify exactly which information disclosed during the term of this Contract shall be treated under this Contract as Confidential Information, the
Parties shall give notice to each other that the relevant information is confidential at the time of disclosure, and the Parties acknowledge and agree that all such notices of confidentiality may be either written or verbal;
| | --- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (4) | nothing in this Contract shall be construed as a waiver by either Party of its proprietary rights in any of the Confidential Information it discloses hereunder;
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (5) | nothing in this Contract shall be construed as a grant by either Party of any form of licence to use any of the Confidential Information it discloses hereunder other than for the
purpose of this Contract, or to deal in any way with any of the intellectual property rights therein, except as expressly provided in this Contract; and
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (6) | notwithstanding the above, even if information belonging to the Contractor is identified as Confidential Information, disclosure to Designees shall be permitted, subject to the same
restrictions referred to in this Article 19 and provided that Inmarsat shall notify Contractor of the disclosure.
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (7) | The Contractor shall be permitted to disclose Confidential Information to Sub-contractors to the extent that such disclosure is necessary for the purpose of this Contract.
| | --- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | The obligations of the Parties with respect to protection of Confidential Information under this Article 19 shall not be breached by the exercise of express license rights granted
under this Contract.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|D. | The restrictions on disclosure of Confidential Information contained in this Article shall not apply to Confidential Information which:
|-- | ---------------------------------------------------------------------------------------------------------------------------------------



| | (1) | is or becomes public knowledge without breach of this Contract;
| | --- | ---------------------------------------------------------------



| | (2) | is already known to the receiving Party at the time of its disclosure by the disclosing Party and was not otherwise acquired by the receiving Party from the disclosing Party under
any obligations of confidence;
| | --- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (3) | is independently developed by the Contractor or Inmarsat, which fact can be shown by competent evidence;
| | --- | --------------------------------------------------------------------------------------------------------



| | (4) | Inmarsat or the Contractor is compelled by legal process or government regulation or by a regulatory body or order to disclose, provided that the disclosing Party is given prompt
notice of any proposed release of information under this sub-clause and that, where legally permitted and practicable, the disclosing Party is given ample opportunity to engage in legal action to resist and/or restrict any such disclosure;
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (5) | Inmarsat, or an Associated Company or the Contractor, shall be required to disclose by a listing authority in connection with a stock exchange listing, or as a result of any debt
financing process, or other securities filings as may be required in the UK, US or elsewhere; or
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (6) | a Party discloses on a confidential basis under a non-disclosure agreement containing terms no less restrictive than those contained in this Article 19 in furtherance of any
proposed sale of its or, if part of a wider group of companies, its direct or indirect parent companies, assets or shares, or similar process.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|E. | In order to secure the confidentiality attaching to the Confidential Information, each Party shall:
|-- | ---------------------------------------------------------------------------------------------------



| | (1) | designate in writing one person within its organisation as the principal point for transmitting and/or receiving and for controlling the use of and access to the other Partys
Confidential Information. For Inmarsat this person shall be the Responsible Inmarsat Officer for technical matters in accordance with Article 33: Communications;
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | ensure that access to the other Partys Confidential Information is allowed exclusively by those of its directors, employees, agents and/or contractors who:
| | --- | ------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (a) | have a reasonable need to see and use it in order to carry out their obligations in connection with this Contract;
| | --- | ------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 21



---

LOGO



| | (b) | are under a written agreement as part of their employment or contract for work to preserve as confidential any information and knowledge which is entrusted to their employer or, in
the case of a contractor, their client; and
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (c) | have been notified of, and have agreed to abide by, the specific obligations imposed by this Contract;
| | --- | ------------------------------------------------------------------------------------------------------



| | (3) | keep separate all of the other Partys Confidential Information and all information generated by it based thereon from all of its other documents and records;
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 20: | Public Release of Information
|----------- | -----------------------------



The Contractor (including all Personnel) shall obtain prior written approval from Inmarsat before publishing or otherwise making available to the public
news releases, articles, brochures, advertisements, prepared speeches or any other information releases concerning this Contract or the Work performed or to be performed hereunder. Inmarsat shall be given a reasonable time to review the proposed
text prior to the date scheduled for its release and, where approval is not granted, the Contractor shall make all and any alterations thereto as Inmarsat may reasonably direct.



|Article 21: | Termination
|----------- | -----------



|A. | Inmarsat shall have the right to terminate this Contract either in whole or in part, without prejudice to any of its other rights and remedies, forthwith by notice in writing to the
Contractor in the event that:
|-- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (1) | the Contractor fails to deliver any Deliverable on or before the applicable due date specified in the Statement of Work, and fails to remedy this breach within thirty (30) days
after being notified in writing to do so.
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | Either Party shall have the right to terminate this Contract either in whole or in part, without prejudice to any of its other rights and remedies, forthwith by notice in writing to
the other Party in the event that;
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (1) | The other Party commits a material breach of any material term of this Contract and (if such breach is remediable) fails to remedy that breach within a period of thirty
(30) days after being notified in writing to do so,
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | Either Party passes a resolution or a court of competent jurisdiction makes an order that the Contractor be wound up otherwise than for the purpose of bona fide reconstruction or
amalgamation,
| | --- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (3) | A receiver, manager or administrator on behalf of a creditor is appointed in respect of the a Partys business or any part thereof,
| | --- | -----------------------------------------------------------------------------------------------------------------------------------



| | (4) | If circumstances arise which entitle a court of competent jurisdiction or a creditor to appoint a receiver, manager or administrator or which entitle the court otherwise than for
the purpose of bona fide reconstruction or amalgamation to make a winding up order, or
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (5) | A Party is unable to pay its debts within the meaning of section 123 of the Insolvency Act 1986 or under any other laws domestic or foreign, relating to bankruptcy, insolvency,
reorganisation, winding up or adjustment of debts.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | With respect to termination in accordance with Paragraph A and B above, Inmarsat shall have the following remedies:
|-- | -------------------------------------------------------------------------------------------------------------------



| | (1) | Inmarsat may, in its sole discretion, take over all or part of the Work affected by the termination, either itself or by use of a third party, and proceed with the same to
completion, by contract or otherwise. For this purpose, Inmarsat may take possession of, and utilise in completing the Work, such materials, equipment, and information and data as may be necessary. The Contractor shall reimburse Inmarsat for any
increased costs reasonably incurred in completing the Work; and
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | with respect to any part of the Work affected by the termination that Inmarsat does not elect to take over and complete, the Contractor shall reimburse Inmarsat for all amounts
previously paid for such Work, and shall also be liable for any increased costs reasonably incurred by Inmarsat in procuring completion of the Work.
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 22



---

LOGO



|D. | Without prejudice to any other remedies available to Inmarsat, including termination under Paragraph A and B above, with respect to late delivery in breach of the schedule
requirements in Article 3: Performance Schedule, the following procedures and remedies shall apply:
|-- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (1) | For every complete calendar day from a date thirty (30) calendar days beyond the Contract scheduled M 13 (****) to the actual date that M 13 is completed, liquidated damages
shall accrue for up to one hundred and fifty (150) days to a maximum of ****% of **** United States Dollars on a pro-rata daily basis. The amount stated below shall be adjusted should the total Contract Price be modified.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|                                                                       |  |                                 
|---------------------------------------------------------------------- |  | --------------------------------
|Days delay thirty (30) calendar daysbeyond the Contract scheduled M 13 |  | Total Liquidated Damages Accrued
|1                                                                      |  | ****                            
|2                                                                      |  | ****                            
|3                                                                      |  | ****                            
|4                                                                      |  | ****                            
|10                                                                     |  | ****                            
|30                                                                     |  | ****                            
|60                                                                     |  | ****                            
|90                                                                     |  | ****                            
|150                                                                    |  | ****                            



examples of Liquidated
damages



| | (2) | During the period when liquidated damages are accruing, the Contractor shall not be liable for any other damages with respect to such delay, except as explicitly stated to the
contrary in this Paragraph D.
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (3) | Both Parties acknowledge that the liquidated damages specified in this Article are a genuine pre-estimate of the loss likely to be suffered by Inmarsat and that the figures therein
are reasonable.
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (4) | Any liquidated damages due from the Contractor to Inmarsat under this Article 21 shall be recovered by way off set off and deduction against the payment due from Inmarsat to the
Contractor at Final Acceptance.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|E. | For any other default by the Contractor under this Contractor that is not remedied within thirty (30) days of a notice from Inmarsat requiring such remedy, Inmarsat may
terminate the Contract, either in whole or as to any severable portion, and in that event the remedies set out in Article 21 C above shall apply.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|F. | If Inmarsat gives notice of termination pursuant to Paragraph A and it is subsequently determined that the Contractor was not in breach, the rights and obligations of the
Parties shall be the same as if Inmarsat had terminated for convenience pursuant to Article 22: Termination for Convenience, unless the Parties mutually agree to reinstate the Contract.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|G. | The Parties acknowledge and agree that if an invoice of an undisputed sum remains unpaid for sixty (60) days or more, this shall constitute breach of a material term for the
purpose of Article 21 B (1).
|-- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 22: | Termination for Convenience
|----------- | ---------------------------



|A. | Inmarsat may terminate this Contract, in whole, for Inmarsats convenience, at any time prior to Final Acceptance. In the event of termination by Inmarsat under this Article 22
A, it is agreed that the entire termination charges to be paid by Inmarsat to Contractor shall be calculated on the schedule of termination for convenience given in Annex L entitled Termination for Convenience Profile. Termination charges shall be
in full and final settlement of all liabilities of Inmarsat arising out of any termination of this Contract for Inmarsats convenience. Without prejudice to the foregoing, Inmarsat shall be liable to pay any undisputed invoices which are still
unpaid at the date of termination.
|-- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | Unless otherwise agreed, Inmarsat shall be entitled to take possession of all Work completed or in progress prior to termination under this Article, except for Work associated with
any executory portion of the Contract that is not terminated.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------





|* | Portions of this document marked with **** have been omitted pursuant to a request for confidential treatment submitted with the SEC. The original contracts have been filed
separately with the SEC as part of the confidential treatment request.
|- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 23



---

LOGO



|Article 23: | Consequences of Force Majeure
|----------- | -----------------------------



|A. | The purpose of this Article is to establish the consequences of Force Majeure events preventing either Party from complying with any of its obligations under this Contract.
|-- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | The Contractor shall not be excused from performance due to any failure to perform by its Sub-Contractors or the Personnel unless their failure to perform is due to Force Majeure.
|-- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | Any Party whose ability to perform its obligations under this Contract is affected by a Force Majeure event shall take all reasonable steps to mitigate the impact of such event, and
to carry out its obligations under this Contract in any way that is reasonably practicable.
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|D. | If the effect of a Force Majeure event is temporary, subject to this Article the Party so affected shall not be responsible for any consequent delay, and the relevant schedule or
time period shall be extended by the amount of time of the subject delay, if and only if notice of the event is given to the other Party within seven (7) days after the event has occurred. At the time of the initial notice of the occurrence of
the event, or as soon thereafter as possible, the Party affected shall inform the other Party of the extent of the delay expected as a result of the event.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|E. | In the case of one or more force majeure events having a temporary effect on the ability of the Contractor to comply with the schedule in Article 3: Performance Schedule, if
the effect is, or will be, to delay such schedule by more than two weeks, or in the case of force majeure events permanently preventing the Contractor from complying with said schedule, Inmarsat may elect to:
|-- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (1) | terminate this Contract either in whole or in part; and/or
| | --- | ----------------------------------------------------------



| | (2) | complete the Work either itself or through a third party and use the final results for Inmarsat Purposes as envisaged by the Contract.
| | --- | --------------------------------------------------------------------------------------------------------------------------------------



|F. | Termination under Article 23 E shall be without prejudice to the rights of the parties in respect of any antecedent breach and the Contractor shall reimburse any sums it has
received in advance for Work which was not performed.
|-- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 24: | Governmental or Regulatory Body Authorisations
|----------- | ----------------------------------------------



|A. | The Contractor shall obtain all governmental or regulatory body authorizations necessary to commence the Work at the Effective Date and to undertake the Work hereunder.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | Certification by the Contractor to Inmarsat of the receipt of such governmental or regulatory authorisations is a condition subsequent. If the Contractor fails to secure all
necessary governmental or regulatory body authorisations, Inmarsat shall have the right to terminate this Contract for default in accordance with Article 21: Termination.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | Without prejudice to Paragraph A of this Article:
|-- | -------------------------------------------------



| | (1) | The exercise by Inmarsat and its technical consultants of any rights under Article 10: Access to Work in Progress and Data; and
| | --- | -------------------------------------------------------------------------------------------------------------------------------



| | (2) | The exercise by Inmarsat or its Designees of any rights under Article 11: Licensing of IPR;
| | --- | -------------------------------------------------------------------------------------------



shall be subject to applicable domestic laws (and US law as applicable) relating to the export of technology. The Contractor
shall upon request exercise due diligence to obtain any such licence as may be necessary for the exercise by Inmarsat of any such rights.



|Article 25: | Applicable Law
|----------- | --------------



This Contract shall be governed by and interpreted according to the laws of England and Wales excluding the conflicts of laws provisions thereof.



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 24



---

LOGO



|Article 26: | Dispute Resolution and Arbitration
|----------- | ----------------------------------



|A. | Amicable Resolution
|-- | -------------------



| | (1) | Any dispute controversy or claim arising out of or in connection with this Agreement, including any question regarding its validity, interpretation, breach or termination (a
Dispute) shall be referred by either Party, first to the Responsible Officer detailed in Article 32, Responsible Officers.
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | If the Dispute cannot be resolved by the representatives identified above within a maximum of fourteen (14) days after it has been referred under Article 26 A, it shall be
referred to the second level contacts listed in Article 32 for resolution within the following fourteen (14) days.
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (3) | If the Dispute cannot be resolved by the second level representatives identified above within a maximum of fourteen (14) days after it has been referred under Article 26 A (1),
any Party may refer the Dispute to arbitration in accordance with Article 26 B (1) below, save where the Parties agree to refer the Dispute to an expert for determination in accordance with Article 26 C below.
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | Arbitration
|-- | -----------



| | (1) | Subject to Article 24 C, any Dispute that has not been amicably resolved pursuant to Article 26 A (2) shall be referred to and finally resolved by arbitration under the London
Court of International Arbitration (LCIA) Rules, which Rules are deemed to be incorporated by reference into this clause.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | The place of arbitration shall be London.
| | --- | -----------------------------------------



| | (3) | The language to be used in the arbitral proceedings shall be English.
| | --- | ---------------------------------------------------------------------



| | (4) | The Arbitral Tribunal shall consist of a single arbitrator appointed in accordance with the LCIA Rules.
| | --- | -------------------------------------------------------------------------------------------------------



| | (5) | The Arbitral Tribunals award shall not be subject to appeal according to Section 69 of the English Arbitration Act of 1996. The Parties hereby waive any right to apply to
any court of law and/or other judicial authority to determine any preliminary point of law and/or review any question of law and/or the merits, insofar as such waiver may validly be made.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (6) | The Parties agree that the Arbitral Tribunal shall have the power to order on a provisional basis any relief which it would have power to grant in a final award.
| | --- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (7) | Nothing in this Article 26 shall be construed as preventing either Party from seeking interim, injunctive or conservatory relief in any court of competent jurisdiction.
| | --- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | Expert Determination
|-- | --------------------



| | (1) | If the Dispute is in respect of a specific technical or financial issue the Parties may agree to refer it to an independent expert qualified in the subject matter in dispute through
a trade association such as the Institute of Electrical Engineers or the Institute of Chartered Accountants (the Expert) to rule on the Dispute for a binding determination.
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | The Parties may within 21 days of the Experts appointment, make written submissions to the Expert and/or send documents to him.
| | --- | --------------------------------------------------------------------------------------------------------------------------------



| | (3) | The Expert may, but is not obliged to do so, send copies of one Partys submission to the other for comment.
| | --- | ------------------------------------------------------------------------------------------------------------



| | (4) | The Parties shall if requested make available to the Expert any documentation which the Expert, in his absolute discretion, considers necessary or helpful in reaching his decision
on the issues between the Parties.
| | --- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (5) | The Expert shall determine all issues referred to him as an expert and not as an arbitrator.
| | --- | --------------------------------------------------------------------------------------------



| | (6) | The decision of the Expert shall be made within 30 days of receiving the representations of the Parties and shall be final and binding on the Parties.
| | --- | ------------------------------------------------------------------------------------------------------------------------------------------------------



| | (7) | The Expert shall have power by his decision to fix the reasonable amount of his fees in connection therewith and they shall be borne in equal shares between the Parties.
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 25



---

LOGO



|Article 27: | Changes
|----------- | -------



|A. | At any time during the Term, either Party may submit a Change Request to the other, provided always that the proposed changes particularized therein are within the general scope of
the Contract.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | A Change Request from Inmarsat must be identified as such, must be made or confirmed in writing, and must be signed by the Responsible Officer identified in Paragraph A of Article
32: Responsible Officers. If any other conduct by the Responsible Officer or any other representative of Inmarsat is construed by the Contractor as possibly constituting a Change Request or an interpretation of the Contract requirements
inconsistent with the Contractors understanding of those requirements, the Contractor shall promptly notify Inmarsat and request clarification.
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | Within five (5) days after receiving a Change Request from Inmarsat or issuing a Change Request to Inmarsat, the Contractor shall submit to Inmarsat a Contract Change Notice as
per Annex H, Contract Change Notice Format. The Contractor may request a longer period to prepare the Contract Change Notice, provided always that such request for an extension of time is reasonable and made to Inmarsat in writing within five
(5) days after the Contractor has received or has sent (as the case may be) the relevant Change Request. A request for a longer period to prepare a Contract Change Notice shall be at Inmarsats absolute discretion.
|-- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|D. | The preparation of a Contract Change Notice, whether in response to a Change Request prepared by Inmarsat or by the Contractor, shall be at the Contractors expense.
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------



|E. | Any claim by the Contractor for adjustment of the technical requirements, Price, performance schedule, or other terms of this Contract attributable to a change shall be deemed
waived unless asserted in a Contract Change Notice and accepted by Inmarsat in writing.
|-- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|F. | If the cost of any materials that would be made obsolete as a result of a change the subject of a Change Request are included in the Contractors claim for adjustment:
|-- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (1) | to the extent that such materials have resale, reuse, or salvage value to the Contractor or its Sub-Contractors or, Inmarsat shall be entitled to a credit, and
| | --- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (2) | if such materials have no such resale, reuse, or salvage value, Inmarsat shall have the right to prescribe their manner of disposition.
| | --- | ---------------------------------------------------------------------------------------------------------------------------------------



|G. | After Inmarsat receives a sufficiently detailed Contract Change Notice, and after any negotiations with respect to the adjustments claimed by the Contractor, the following outcomes
are possible:
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | (1) | Inmarsat may decide not to proceed with implementation of the change.
| | --- | ---------------------------------------------------------------------



| | (2) | Inmarsat may decide to implement the change, in which case:
| | --- | -----------------------------------------------------------



| | (a) | if the Parties have reached agreement about the adjustments to be made in the Contract, the Contractor shall proceed with the implementation as agreed;
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------



| | (b) | if the Parties are unable to reach such an agreement, the provisions of Article 26: Dispute Resolution and Arbitration, shall apply; or
| | --- | ---------------------------------------------------------------------------------------------------------------------------------------



| | (c) | pending any negotiations and/or arbitration, Inmarsat may direct the Contractor to proceed with the implementation of the change, subject to any adjustments subsequently agreed or
awarded.
| | --- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|H. | Inmarsat may also direct the Contractor to proceed with the implementation of a Change Request prior to preparation of a complete Contract Change Notice, subject to any adjustments
to the Contract subsequently agreed or awarded.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|I. | Inmarsats right to direct the Contractor to proceed with implementation of a change pursuant to Paragraph G (2)(c) or H of this Article 27 shall be subject to the
Contractors ability to do so, taking into account the resources, facilities, supplies, and services available to it, as well as any stipulated financial limit.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 26



---

LOGO



|Article 28: | Key Personnel
|----------- | -------------



|A. | The Contractor agrees that those individuals identified in Annex G, Key Personnel, are necessary for the successful completion of the Work to be performed under this Contract.
|-- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | Such Key Personnel shall not be removed from the performance of the Work under this Contract unless replaced with Personnel of substantially equal qualifications and ability.
Inmarsat shall have the right to review the qualifications of any proposed replacements and, if for good and sufficient reasons Inmarsat deems such Personnel to be unsuitable, Inmarsat may require the Contractor to offer alternative candidates where
such are available. Should none such suitable Personnel be available Inmarsat shall have the right to terminate this Contract in accordance with the provisions of Article 21: Termination.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | Notwithstanding its role in approving Key Personnel and their replacements, Inmarsat shall have no supervisory control over their Work, and nothing in this Article shall relieve the
Contractor of any of its obligations under this Contract, or of its responsibility for any acts or omissions of its (Key) Personnel.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 29: | Key Sub-Contractors
|----------- | -------------------



|A. | The Contractor agrees that those Sub-Contractors identified in Annex D, Key Sub-Contractors, are necessary for the successful completion of the Work to be performed under
this Contract.
|-- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | The Contractor hereby agrees to use its best efforts to enter into subcontracts with these Key Sub-Contractors.
|-- | ---------------------------------------------------------------------------------------------------------------



|C. | If, for any reason, the Contractor is unable to enter into Sub-Contracts with any of these Key Sub-Contractors, or such Sub-Contracts are entered into and are subsequently
terminated, the Contractor shall replace such Key Sub-Contractors with Sub-Contractors of substantially equal qualifications and ability acceptable to Inmarsat.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|D. | The Contractor shall not enter into any Sub-Contracts for the performance of any of the Work without the prior written consent of Inmarsat.
|-- | -------------------------------------------------------------------------------------------------------------------------------------------



|E. | Nothing in this Article shall relieve the Contractor of its responsibility for the performance, in accordance with this Contract, of any of the Work, whether the subject of a
Sub-Contract or otherwise.
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 30: | Principles Applicable to Selection of Sub-Contractors
|----------- | -----------------------------------------------------



To the greatest extent practicable, the Contractor shall ensure that any replacement Sub-Contracts entered into pursuant to Paragraph B of Article
29: Key Sub-Contractors, or any new Sub-Contracts entered into pursuant to Paragraph C of said Article 29, are awarded on the basis of open competition, and to Sub-Contractors offering the best combination of quality, Price,
performance and the most favourable delivery time.



|Article 31: | Assignment of Contract
|----------- | ----------------------



|A. | The Contractor shall not assign or delegate, either in whole or in part, this Contract or any of the Contractors rights, duties, or obligations hereunder to any person or
entity without the prior written consent of Inmarsat, which consent shall be at Inmarsats absolute discretion but which shall not be unreasonably withheld.
|-- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | Notwithstanding any conditions under which Inmarsat may grant consent under Article 30; Principles Applicable to Selection of Sub-Contractors, the Contractor shall remain a
guarantor to Inmarsat of the performance of the assigned or delegated duties and obligations in accordance with this Contract and all applicable laws.
|-- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | Inmarsat shall be entitled to assign or novate this Contract, or any part thereof, and/or any rights or obligations hereunder to any Associated Company.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------



|D. | Inmarsat may assign or delegate, either in whole or in part, this Contract or any of Inmarsats rights, duties, or obligations hereunder to any third party, person or entity
with the prior written consent of Contractor, which consent shall not be unreasonably withheld or delayed by Contractor.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 27



---

LOGO



|Article 32: | Responsible Officers
|----------- | --------------------



The Responsible Officers of the Parties may be changed from time to time by notice to the other Party. Until further notice, the Responsible Officer for
Inmarsat shall be ****the second level contact shall be ****, and for the Contractor the Responsible Officer shall be ****, the second level contact shall be ****. Each Party shall notify the other Party of any change in Responsible
Officer within (five) 5 working days of such change.



|Article 33: | Communications
|----------- | --------------



|A. | All notices, reports, invoices and other correspondence to be provided to Inmarsat or the Contractor pursuant to this Contract shall be sent for the attention of the Responsible
Officer referred to Article 32: Responsible Officers, and the Responsible Inmarsat Officer for Technical Matters ****, at the following addresses:
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|                                                         |  |                                                                                                    
|-------------------------------------------------------- |  | ---------------------------------------------------------------------------------------------------
|INMARSAT:                                                |  | CONTRACTOR:                                                                                        
|Inmarsat Global Ltd 99 City Road London EC1Y 1AX England |  | Sasken Communication Technologies Ltd 139/25
Intermediate Ring Road Domlur, Bangalore, 560071 India



|B. | All communications pertinent to this Contract shall be made or confirmed in writing, including confirmed e-mail, or facsimile to the above address.
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------



|C. | All documentation and communications required under this Contract shall be in the English language.
|-- | ---------------------------------------------------------------------------------------------------



|Article 34: | Time Limits
|----------- | -----------



Any time limits to which this Contract binds the Contractor or Inmarsat shall be counted in calendar days from the day following that of the event marking
the start of the time limit, and shall end on the last day of the period laid down. When the last day of a time limit is a Saturday or Sunday, or a legal holiday in the country in which the particular contractual performance is required, such time
limit shall be extended to the first working day that follows. In case of conflicting time limits the UK time shall take precedence.



|Article 35: | Incentives for Early Delivery
|----------- | -----------------------------



In the event that M 13 occurs prior to its scheduled date set forth in the Annex A, Statement of Work (26 May 2010), the Contract Price and
Payment Plan (as detailed in Annex A hereto) for M 13 as detailed in Annex A, entitled Statement of Work, shall increase by **** United States Dollars (US$****) for every full calendar day between the date of scheduled for M 13 and actual M
13 up to a maximum of **** United States Dollars (US$****).



|                                          |  |                         
|----------------------------------------- |  | ------------------------
|Completed calendar days advance from M 13 |  | Total Incentives Accrued
|1                                         |  | ****                    
|2                                         |  | ****                    
|3                                         |  | ****                    
|4                                         |  | ****                    
|10                                        |  | ****                    
|30                                        |  | ****                    
|75                                        |  | ****                    



Daily incentive$****





|* | Portions of this document marked with **** have been omitted pursuant to a request for confidential treatment submitted with the SEC. The original contracts have been filed
separately with the SEC as part of the confidential treatment request.
|- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 28



---

LOGO



|Article 36: | Order of Precedence
|----------- | -------------------



Should any conflict arise between any Annex and the terms and conditions of this Contract, the terms and conditions of this Contract shall take
precedence. Should any conflict arise between any of the Annexes of this Contract, the following order shall take precedence:



1. Annex C, Price & Payment Plan



2. Annex A, Statement of Work



3. The remaining Annexes shall be treated equally.



|Article 37: | Orderly Transition of the GSPS Handset Development Programme
|----------- | ------------------------------------------------------------



|A. | EMS is no longer prime contractor on the GSPS Handset Development Programme. Inmarsat and EMS have entered into the EMS Transfer Agreement to (i) effect an orderly and
efficient transition of the GSPS Handset Development Programme to the Contractor and (ii) make available to the Contractor the EMS Transferable Work for the purposes of performing its obligations under this Contract.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|B. | The Contractor shall use all reasonable endeavours to ensure an orderly and efficient transition of the GSPS Handset Development Programme from EMS to the Contractor.
|-- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------



|C. | The Contractor shall attend the transition workshops in Adelaide and Ottawa scheduled for the week commencing 26 January 2009 to review and evaluate the EMS Transferable Work,
|-- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|D. | The Contractor shall (and shall procure that its Personnel) provide all such assistance and cooperation, take all such action and deploy such resources which Inmarsat may reasonably
deem necessary for an orderly and efficient transition of the GSPS Handset Development Programme to the Contractor.
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|E. | Inmarsat shall use its reasonable endeavours (and shall procure that EMS uses its reasonable endeavours) to deliver the EMS Transferable Work to the Contractor on or before
28 February 2009. The Contractor acknowledges that the EMS Transferable Work shall be delivered as is and Inmarsat hereby excludes in relation to such EMS Transferable Work all representations (unless fraudulent), warranties and
conditions and other contractual terms howsoever arising (whether by statute, common law or otherwise) to the maximum extent permitted by law.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|F. | Save only as provided in Article 37 G, the Parties agree and acknowledge that the Contractor shall be free to utilise, modify or discard the EMS Transferable Work as it sees fit to
perform its obligations under this Contract.
|-- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|G. | Without prejudice to Article 37 F, the Contractor shall be obliged to accept, as soon as reasonably practicable, an assignment or sub-licence of the rights under the Third Party IPR
Licences unless in relation to any particular Third Party IPR Licence it is properly adjudged either that (a) the proposed assignment or sub-licence grant will not suffice for the Contractor to satisfy its licensing obligations under Article 11
in relation to that item of EMS Transferable IPR; or (b) the assignment or sub-licence of the rights under such Third Party IPR Licence would have a material adverse effect on the GSPS Handset Development Programme (a Repudiated
Licence). Subject to the Contractor obtaining Inmarsats prior approval and the Contractor agreeing to use all reasonable efforts to secure the most economic terms, Inmarsat agrees to bear the third party licensors fee for obtaining
rights to the relevant item of EMS Transferable IPR the subject of such Repudiated Licence on terms which will avoid such impact as described at sub-paragraphs (a) or (b) above. The Parties hereby agree, in the event that the Contractor
has not been granted sufficient rights of use in the Mediatek Licence to develop the Core Module and the UT Handset in accordance with its contractual obligations by 28 February 2009, the performance schedule shall be extended to place the
Contractor in the position it would have been if such rights of use in the Mediatek Licence had been secured by 28 February 2009.
|-- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|H. | Inmarsat and the Contractor mutually undertake to use their best endeavours to enable the Contractor to promptly terminate the licences which it granted to EMS for rights of use of
the GSM/GPRS Protocol Stack and Application Framework software in relation to the GSPS Handset Development Programme. Notwithstanding the foregoing, the Contractor agrees to license use of this software at no additional cost
for the purposes of fulfilling its obligations under this Contract including, without limitation, its licensing obligations on the terms set forth in Article 11.
|-- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 29



---

LOGO



|I. | Inmarsat shall procure that EMS assigns, sub-licenses or otherwise transfers its rights of use in the Physical Layer (as referenced in the SOW) and GMR2+ Protocol
Stack software to the Contractor as soon as reasonably practicable, and not later than 28 February 2009. Inmarsat further agrees, in the event that the Contractor has not been granted sufficient rights of use in the aforesaid software to
develop the Core Module and UT Handset in accordance with its contractual obligations by 28 February 2009, the performance schedule shall be extended to place the Contractor in the position it would have been if such rights of use in the
software had been secured by 28 February 2009.
|-- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|J. | If the Parties do not succeed in making use of any EMS Transferable Work available to the Contractor by 28 February 2009, the Contractor shall use all reasonable endeavours to
eliminate or mitigate the consequences of the delay.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|K. | For the avoidance of doubt, the Contractor is responsible for and shall bear the cost of obtaining rights of use in any other Intellectual Property Rights falling outside the scope
of the Third Party IPR Licences which the Contractor requires to perform its obligations and ensure the Deliverables conform to the specifications in the PRSD and SOW.
|-- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 38: | Further Royalties
|----------- | -----------------



|A. | If any royalties other than the Royalties specified in Annex I shall fall due on the use of rights which are to be assigned, sub-licensed or otherwise transferred to the Contractor
under the Third Party IPR Licences (Further Royalties), the Contractor shall immediately notify and consult with Inmarsat, and shall not agree any Further Royalties with the third party owner of the rights without Inmarsats prior
written consent. Any corresponding changes to Annex I shall be made by way of a Change Notice.
|-- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|Article 39: | Waiver
|----------- | ------



No relaxation, forbearance, delay or indulgence by either Party in enforcing any of the terms and conditions of this Contract or the granting of time by
either Party to the other shall prejudice, affect or restrict the rights and powers of the said Party, nor shall any waiver by either Party of any breach of this Contract operate as a waiver of any subsequent or any continuing breach of this
Contract.



|Article 40: | Trademarks
|----------- | ----------



Any agreed use of any Inmarsat trademarks and service marks shall be subject to signature of the standard form Inmarsat Trademark Licence Agreement.



|Article 41: | Entire Agreement
|----------- | ----------------



This Contract constitutes the entire agreement between the Parties with respect to the subject matter hereof, and supersedes all prior or existing
correspondence, representations, proposals, negotiations, understandings, or agreements of the Parties, whether oral or written. The Parties also hereby acknowledge that there are no collateral contracts between them with respect to the subject
matter hereof. This Contract may be signed in counterparts and each original counterpart shall be deemed binding on each Party collectively and individually. A person who is not a Party to this Contract has no rights under the Contracts (Rights
of Third Parties) Act 1999 to enforce any term of this Contract but this does not affect any right or remedy of a third party which exists or is available apart from that Act or any right of a Party to this Contract to enforce any term of this
Contract for and on behalf of such third party where applicable.



IN WITNESS WHEREOF, the Parties have signed this Contract in duplicate.



|              |  |              
|------------- |  | -------------
|CONTRACTOR    |  | INMARSAT     
|              | 
|BY:           |  | BY:          
|              | 
|Printed Name: |  | Printed Name:
|              | 
|Title:        |  | Title:       
|              | 
|Date:         |  | Date:        



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 30



---

LOGO



|                                                                                                                    
|--------------------------------------------------------------------------------------------------------------------
|GLOBAL SATELLITE PHONE SERVICE USER TERMINAL DEVELOPMENT AND PRODUCTION  CONTRACT 09-4642  ANNEX ASTATEMENT OF WORK



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 31



---

LOGO



|                                                                                                                               
|-------------------------------------------------------------------------------------------------------------------------------
|GLOBAL SATELLITE PHONE SERVICE USER TERMINAL DEVELOPMENT  CONTRACT 09-4642  ANNEX BPRODUCT REQUIREMENTS SPECIFICATION DOCUMENT



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2009 |  | Page: 32



---

LOGO



GLOBALISED SATELLITE PHONE SERVICE USER TERMINAL DEVELOPMENT



CONTRACT 09-4642



ANNEX CPRICE & PAYMENT PLAN



The Parties hereby agree to a firm and fixed price of US$ **** (**** US
Dollars) for the development and pre-production of the UT Handset and Core Module.



This sum shall not be exceeded without the prior written consent of Inmarsat.



The agreed Payment Plan is as follows:



|    |  |            |  |                                                           |  |                          |  |              |  |          |   |  |                    
|--- |  | ---------- |  | --------------------------------------------------------- |  | ------------------------ |  | ------------ |  | -------- | - |  | -------------------
|No. |  | Milestones |  | Milestone Descriptions                                    |  | ScheduledCompletionDates |  | Actual Dates |  | %payment |   |  | Amountpayable (USD)
|1   |  | EDC        |  | Contract Signature                                        |  | ****                     |  | ****         |  | 10       | % |  | ****               
|2   |  | M1         |  | UTAH Kick-Off Review (KOR) Completion                     |  | ****                     |  | ****         |  | 5        | % |  | ****               
|3   |  | M2         |  | UTCM/UTH Preliminary Design Review (PDR) Completion       |  | ****                     |  | ****         |  | 10       | % |  | ****               
|4   |  | M3         |  | UTH Final Design Review (FDR) Completion                  |  | ****                     |  | ****         |  | 10       | % |  | ****               
|5   |  | M4         |  | Early GMR2+ Functionality Demonstration                   |  | ****                     |  | ****         |  | 15       | % |  | ****               
|6   |  | M12B       |  | Final UTH Reference Design Delivery                       |  | ****                     |  | ****         |  | 10       | % |  | ****               
|7   |  | M6         |  | UTH Factory Acceptance Test (HFAT 1) Completion (Phase 1) |  | ****                     |  | ****         |  | 10       | % |  | ****               
|8   |  | M9         |  | UT Handset Satellite Acceptance Test (SAT) Completion     |  | ****                     |  | ****         |  | 5        | % |  | ****               
|9   |  | M13        |  | Beta Test Completion (Phase 1)                            |  | ****                     |  | ****         |  | 10       | % |  | ****               
|10  |  | M14        |  | Beta Test Completion (Phase 2)                            |  | ****                     |  | ****         |  | 15       | % |  | ****               



For any additional
work beyond the current scope of Work, Sasken is open to execute using either a fixed price or Time and Material (T&M) model. T&M engagements are governed by the following monthly rates. The rates proposed are for calendar year 2009. For
calendar year 2010 onwards, an annual increase of ****% applies to these rates.



| |  |  | For work done in India, lasting less than 30 consecutive days:
| | - |  | --------------------------------------------------------------



| | 1. | USD ****/person month for engineers
| | -- | -----------------------------------



| | 2. | USD ****/person month for architects
| | -- | ------------------------------------



| |  |  | For activities by Sasken India engineers working overseas beyond 30 consecutive days and for activities by Sasken Finland employees
| | - |  | -----------------------------------------------------------------------------------------------------------------------------------



| | 1. | Sasken India engineers: USD ****/person month for engineers and USD **** for architects
| | -- | ---------------------------------------------------------------------------------------



| | 2. | Sasken Finland staff: USD ****/person month anywhere in the world
| | -- | -----------------------------------------------------------------



| |  |  | Travel expense: Subject always to obtaining Inmarsats prior written approval, Inmarsat will pay travel expenses as described below for any activity under
Annex H that requires travel. The Travel fee below is also applicable for any travel undertaken by Sasken other than the ones already planned in Annex A, Statement of Work in section C (Testing).
| | - |  | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | 1. | For any overseas travel by Sasken staff, air fare would be charged at USD **** for each return ticket and during the period of travel a per diem of USD **** would be charged for
each day of travel out of office.
| | -- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | 2. | For travel within Europe and within, India, travel expenses will be recovered at actuals (economy return fares) and per diem will be the same as described in (1) above.
| | -- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------





|* | Portions of this document marked with **** have been omitted pursuant to a request for confidential treatment submitted with the SEC. The original contracts have been filed
separately with the SEC as part of the confidential treatment request.
|- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2007 |  | Page: 33



---

LOGO



|                                                                                                       
|-------------------------------------------------------------------------------------------------------
|GLOBAL SATELLITE PHONE SERVICE USER TERMINAL DEVELOPMENT  CONTRACT 09-4642  ANNEX DKEY SUB-CONTRACTORS



The Key Sub-Contractors are:



None at EDC



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2007 |  | Page: 34



---

LOGO



|                                                                                              
|----------------------------------------------------------------------------------------------
|GLOBAL SATELLITE PHONE SERVICE USER TERMINAL DEVELOPMENT  CONTRACT 09-4642  ANNEX EFOREGROUND



Physical Layer Software



GMR2+ Protocol Stack Software



All EMS Transferable IPR



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2007 |  | Page: 35



---

LOGO



|                                                                                              
|----------------------------------------------------------------------------------------------
|GLOBAL SATELLITE PHONE SERVICE USER TERMINAL DEVELOPMENT  CONTRACT 09-4642  ANNEX FBACKGROUND



Part AInmarsat Background



GMR 2+ Specification



PART BContractor Background



GSM/GPRS Protocol Stack

Sasken Application Framework



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2007 |  | Page: 36



---

LOGO



|                                                                                                 
|-------------------------------------------------------------------------------------------------
|GLOBAL SATELLITE PHONE SERVICE USER TERMINAL DEVELOPMENT  CONTRACT 09-4642  ANNEX GKEY PERSONNEL



|     |  |                    
|---- |  | -------------------
|Name |  | Role               
|     | 
|**** |  | Program Director   
|     | 
|**** |  | Program Manager    
|     | 
|**** |  | SW Architect       
|     | 
|**** |  | Product Manager    
|     | 
|**** |  | HW Project Manager 
|     | 
|**** |  | HW Architect       
|     | 
|**** |  | L1 Project Manager 
|     | 
|**** |  | SW Architect       
|     | 
|**** |  | L1 Lead            
|     | 
|**** |  | Integration Manager
|     | 
|**** |  | System Architect   





|* | Portions of this document marked with **** have been omitted pursuant to a request for confidential treatment submitted with the SEC. The original contracts have been filed
separately with the SEC as part of the confidential treatment request.
|- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2007 |  | Page: 37



---

LOGO



|                                                                                                                 
|-----------------------------------------------------------------------------------------------------------------
|GLOBAL SATELLITE PHONE SERVICE USER TERMINAL DEVELOPMENT  CONTRACT 09-4642  ANNEX HCONTRACT CHANGE NOTICE FORMAT



|                                                           |  |                                             |  |          |  |  |  |  |  |  |  |  |  |  |  | 
|---------------------------------------------------------- |  | ------------------------------------------- |  | -------- |  |  |  |  |  |  |  |  |  |  |  | 
|LOGO                                CONTRACT CHANGE
NOTICE
|PROJECT[Project Name]                                      |  | CCN NO.                                     |  | DATE    
|CONTRACT[Contract Number]                                  |  | xxx                                         |  | DD-MM-YY
|(1) TITLE OF CHANGE[Title]                                
|(2)
DESCRIPTION OF CHANGE [Description]                    |  | (3) RECOMMENDED INTRODUCTION POINT DD-MM-YY
|                                                           |  | (4) DRAWINGS AND SPECS. AFFECTED           
|                                                           |  | NUMBER                                      |  | ISSUE   
|                                                           |  |                                             |  |         

|                               |  |   |  |   |  |                            |  |   |  |   |  |               |  |   |  |  
|------------------------------ |  | - |  | - |  | -------------------------- |  | - |  | - |  | ------------- |  | - |  | -
|(7) REASON FOR CHANGE[Reasons]
|(8) RELATED FACTORS           
|FACTOR                         |  | Y |  | N |  | FACTOR                     |  | Y |  | N |  | FACTOR        |  | Y |  | N
|Performance                    |  |   |  |   |  | Testing                    |  |   |  |   |  | Other factors |  |   |  |  
|Reliability                    |  |   |  |   |  | Materials and processes    |  |   |  |   |  |               |  |   |  |  
|Interface                      |  |   |  |   |  | Spare parts                |  |   |  |   |  |               |  |   |  |  
|Weight                         |  |   |  |   |  | Agency furnished equipment |  |   |  |   |  |               |  |   |  |  
|Dimensions                     |  |   |  |   |  | Packaging                  |  |   |  |   |  |               |  |   |  |  
|Electrical parameters          |  |   |  |   |  | Publications               |  |   |  |   |  |               |  |   |  |  

|                                                |  |              |  |           |  |       |  |             |  |            
|----------------------------------------------- |  | ------------ |  | --------- |  | ----- |  | ----------- |  | -----------
|                                               
|(9) ESTIMATED INFLUENCES ON CONTRACT PROVISIONS
|                                               
|1. TOTAL PRICE INFLUENCE                       
|                                                |  |              |  |           | 
|TOTAL HOURS                                     |  | LABOUR COSTS |  | MATERIALS |  | TAXES |  | OTHER COSTS |  | TOTAL COSTS
|                                                |  |              |  |           | 
|0                                               |  | 0            |  | 0         |  | 0     |  | 0           |  | 0          

|                              |  |                                       |  |  |  |  |  |  |  | 
|----------------------------- |  | ------------------------------------- |  |  |  |  |  |  |  | 
|                              |  |                                       |  |  | 
|2. SCHEDULE INFLUENCE         |  |                                       |  |  |  |  |  |  |  | 
|                              | 
|ON FINAL
DELIVERY             |  | ON PERT-NETWORK                      
|                             
|INFLUENCE ON OTHER PROVISIONS
|                              | 
|CONTRACTORS SIGNATURES       |  | INITIATOR  [INMARSAT]  DATE: DD-MM-YY
|                              |  |                                       |  | 
|PROJECT
MANAGER [Name]        |  | DATE: DD-MM-YY                        |  |  |  |  |  | 
|                              |  |                                       |  | 
|CONTRACT MANAGER [Name]       |  | DATE: DD-MM-YY                        |  |  |  |  |  | 

|                      |  |                  |  |                   
|--------------------- |  | ---------------- |  | ------------------
|                      |  |                 
|DATE OF REJECTION     |  | DATE OF APPROVAL |  | INTRODUCTION POINT
|                     
|CUSTOMERS SIGNATURES
|                      |  |                 
|PROGRAMME MANAGER     |  |                  |  | DATE:             
|                      |  |                 
|CONTRACTS MANAGER     |  |                  |  | DATE:             



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2007 |  | Page: 38



---

LOGO



|                                                                                             
|---------------------------------------------------------------------------------------------
|GLOBAL SATELLITE PHONE SERVICE USER TERMINAL DEVELOPMENT  CONTRACT 09-4642  ANNEX IROYALTIES



ANNEX IROYALTIES



In consideration of the licensed rights granted under
Article 11 D of the Contract, the Royalties payable by the Contract Equipment Manufacturer (CEM) or Value-Added Manufacturer (VAM) (as applicable) upon the commercial sale or other transfer for value of each unit (either Core Module or UT Handset)
are as follows:



|                                   |  |     
|---------------------------------- |  | ----
|Payee                              |  | US$ 
|Digital Voice Services Inc. (DVSI) |  | ****
|Sasken Communications              |  | ****
|Lockheed Martin                    |  | ****
|Telefonaktiebolaget LM Ericsson    |  | ****
|Inmarsat                           |  | ****
|MCCI                               |  | ****
|iAnywhere Solutions:               |  |     
|Data Sync Client Software          |  | ****
|MT OBEX Software                   |  | ****



Provided always that,
in respect of any UT Handset incorporating a Core Module, a single Royalty shall be payable in accordance with the provisions of this Annex I.



|* | Telefonaktiebolaget LM Ericsson will require a Royalty in respect of background technology and IPR associated with the GSM and GMR-2 standards, to be licensed on fair, reasonable
and non-discriminatory terms.
|- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|** | Such Royalty as Inmarsat may specify in its absolute discretion.
|-- | ----------------------------------------------------------------



In addition to the Royalties specified above, a further Royalty of US$**** shall be payable to EMS upon the commercial sale or other transfer for value of
a UT Handset (but, NOT a Core Module). The Royalties due to EMS shall cease upon payment of US$**** in aggregate Royalty payments. Furthermore, no Royalties shall be due to EMS on any units sold for GSPS programme or product development
purposes, including alpha/beta test units or any units purchased by Inmarsat and/or its channel partners for marketing purposes.





|* | Portions of this document marked with **** have been omitted pursuant to a request for confidential treatment submitted with the SEC. The original contracts have been filed
separately with the SEC as part of the confidential treatment request.
|- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2007 |  | Page: 39



---

LOGO



|                                                                                                    
|----------------------------------------------------------------------------------------------------
|GLOBAL SATELLITE PHONE SERVICE USER TERMINAL DEVELOPMENT  CONTRACT 09-4642  ANNEX JWARRANTY SUPPORT



|1.0 | SERVICES
|--- | --------



|1.1 | Direct product support services shall be provided to Inmarsat on UT Handset and UT Core Module product issues that could, for example, be impacting service or product integrity in
which Inmarsats direct involvement in the troubleshooting is required for its full resolution. The need for such direct product support relationship may arise when Inmarsat becomes aware through our direct monitoring of the operation of the
services, through feedback from our service and product partners that there is a service issue that could be attributed the UTH or CM design or there is a product issue that requires Inmarsats direct involvement for a satisfactory and timely
resolution. Such issues may be identified during the system trial period following Phase 1 CSI and Final Acceptance, or at any time within the Warranty period.
|--- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | Third level product support services shall be provided to Inmarsats selected global exclusive distribution partner for the UT Handset, and direct product support, in the same
fashion as applicable to Inmarsat, shall be provided to the Contract Equipment Manufacturer (CEM) and Inmarsat appointed VAMs.
| | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|1.2 | Direct and third-level product design warranty support services, to be provided by the Contractor, shall comprise the following
|--- | -------------------------------------------------------------------------------------------------------------------------------



| | a) | Investigation of problem reports from Inmarsat, CEM or VAMs related to the UT Handset or UT Core Module functionality, to identify any non-compliance of the UT Handset Reference
Design and/or the UT Core Module Reference Design with the UT Handset Specification;
| | -- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| | b) | Implementation of software, firmware and/or hardware design changes necessary to rectify design defects so identified.
| | -- | ----------------------------------------------------------------------------------------------------------------------



| | c) | Issuance of an Engineering Change Notice (ECN) to the UT Core Module Reference Design and/or the UT Handset Reference Designs, to the CEM and Value Added Manufacturers (VAM) (as
applicable) to implement requisite design changes.
| | -- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|1.3 | Problem reports shall be sent to the Contractor, in accordance with the Contractors standard problem reporting system.
|--- | -----------------------------------------------------------------------------------------------------------------------



|3.0 | SUPPORT SCHEDULE
|--- | ----------------



|                                                                                                                                                                                   |  |                                                  |  |                         
|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------- |  | ------------------------------------------------ |  | ------------------------
|Support Hours Bangalore, India                                                                                                                                                     |  | Type of Support                                  |  | Means                   
|                                                                                                                                                                                   |  |                                                 
|                                                                                                                                                                                   |  | (a)                                              |  |                         
|                                                                                                                                                                                   |  |                                                 
|Standard Business Hours: 8:30 a.m. to 5:00 p.m. Monday through Friday, excluding India or State Statutory Holidays or their replacement days should any holiday fall on a weekend. |  | (b) Standard Support                             |  | Telephone Support, Email
|                                                                                                                                                                                   |  |                                                 
|Outside Standard Business Hours                                                                                                                                                    |  | (c) Standard Support Delivered Next Business Day |  | Telephone Support, Email



During Standard
Business Hours other than the last hour thereof, Inmarsat, CEM or VAM will be contacted by the Contractors support personnel on the same business day. If a Support call is placed outside Standard Business Hours, the Contractors
specialist personnel will contact Inmarsat promptly on the next business day. The Contractor shall use reasonable efforts to correct notified defects as soon as possible and shall keep Inmarsat informed of progress towards correction of the defect.



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2007 |  | Page: 40



---

LOGO



|                                                                                                            
|------------------------------------------------------------------------------------------------------------
|GLOBAL SATELLITE PHONE SERVICE USER TERMINAL DEVELOPMENT  CONTRACT 09-4642  ANNEX KTHIRD PARTY IPR LICENCES



This Annex K contains
a list of Third Party IPR Licences granted to EMS in respect of the GSPS UT Handset Development Programme. They are to be assigned, or the rights are to be sub-licensed or otherwise transferred to the Contractor on the terms set forth in Article 37.



GSPSTerminal DeviceIP status



|                  |  |                                                                                   |  |                     
|----------------- |  | --------------------------------------------------------------------------------- |  | --------------------
|Licensed Software |  | IP Ownership                                                                     
|                  |  |                                                                                  
|1.                |  | Arial Font used in the SAF                                                        |  | Ascender Corporation
|                  |  |                                                                                  
|2.                |  | BT                                                                                |  | CSR                 
|                  |  |                                                                                  
|3.                |  | GPS                                                                               |  | Trimble             
|                  |  |                                                                                  
|4.                |  | USB                                                                               |  | MCCI                
|                  |  |                                                                                  
|5.                |  | SyncML and OBEX                                                                   |  | iAnywhere           
|                  |  |                                                                                  
|6.                |  | AMX                                                                               |  | Kadak               
|                  |  |                                                                                  
|7.                |  | WASP                                                                              |  | MediaTek            
|                  |  |                                                                                  
|8.                |  | Mediatek GSM/GPRS BasebandPHY, L1C, WIOS, Cryptography Engine, FR and EFR Codecs |  | MediaTek            
|                  |  |                                                                                  
|9.                |  | AMBE +2 Vocoder                                                                   |  | DVSI                
|                  |  |                                                                                  
|10.               |  | Echo Canceller                                                                    |  | Vocal               
|                  |  |                                                                                  
|11.               |  | Mediatek DSP side softwareVDK, AOS, drivers                                      |  | MediaTek            
|                  |  |                                                                                  
|12.               |  | Mediatek ToolsATEC, GSM Calibration tool, AOS Simulator, test harness, etc.,     |  | MediaTek            
|                  |  |                                                                                  
|13.               |  | LeMans Baseband (details about the base band and the Anvil platform)              |  | MediaTek            



|* | All Mediatek software listed above is licensed pursuant to the umbrella Mediatek Licence
|- | ----------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2007 |  | Page: 41



---

LOGO



|                                                                                                                       
|-----------------------------------------------------------------------------------------------------------------------
|GLOBAL SATELLITE PHONE SERVICE USER TERMINAL DEVELOPMENT  CONTRACT 09-4642  ANNEX LTERMINATION FOR CONVENIENCE PROFILE



|                                             |  |                              
|-------------------------------------------- |  | -----------------------------
|Termination for Convenienceoccurrence point |  | Amount (UnitedStates Dollars)
|Between EDC and M1                           |  | ****                         
|Between M1 and M2                            |  | ****                         
|Between M2 and M3                            |  | ****                         
|Between M3 and M4                            |  | ****                         
|Between M 4 and 12B                          |  | ****                         
|Between M12B and M6                          |  | ****                         
|Between M6 and M9                            |  | ****                         
|Between M9 and M13                           |  | ****                         
|Between M13 and M14                          |  | ****                         





|* | Portions of this document marked with **** have been omitted pursuant to a request for confidential treatment submitted with the SEC. The original contracts have been filed
separately with the SEC as part of the confidential treatment request.
|- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|           |  |                                                                                 |  |         
|---------- |  | ------------------------------------------------------------------------------- |  | --------
|           |  |                                                                                
|09/04/2009 |  | Proprietary & Confidential Information Copyright © Inmarsat Global Limited 2007 |  | Page: 42



---

STATEMENT OF WORK



INMARSAT GLOBAL SATELLITE
PHONE SERVICE

USER TERMINAL DEVELOPMENT



UT HANDSET



REVISION V 3.3



---

REVISION HISTORY



|         |  |             |  |                                                                                           
|-------- |  | ----------- |  | ------------------------------------------------------------------------------------------
|Revision |  | Date/Author |  | Description                                                                               
|v 0.1    |  | ****        |  | Initial Draft                                                                             
|v 0.2    |  | ****        |  | Incorporated Johnny Nemes initial feedback                                               
|v 0.3    |  | ****        |  | Editorial Changes                                                                         
|v 0.4    |  | ****        |  | Incorporated Erwis Sinisukas feedback                                                    
|v 0.5    |  | ****        |  | Editorial Changes                                                                         
|v 0.6    |  | ****        |  | Initial internal discussions at Sasken                                                    
|v 0.7    |  | ****        |  | Incorporated UTCM related discussion                                                      
|v 0.8    |  | ****        |  | Editorial Changes                                                                         
|v 0.9    |  | ****        |  | Follow-on internal discussions at Sasken                                                  
|v 0.10   |  | ****        |  | Incorporated DV Ramana, Roger Wilkins feedback on audio testing Internal review at Sasken
|v 0.11   |  | ****        |  | New IWT and SAT regime and initial changes after discussion with Sasken                   
|v 1.0    |  | ****        |  | Final Draft after Sasken meeting                                                          
|v 1.1    |  | ****        |  | Saskens inputs and editorial changes                                                     
|v 1.2    |  | ****        |  | Modifications after initial internal peer review                                          
|v 1.3    |  | ****        |  | Addition of NPI / CM relationship section                                                 
|v 2.0    |  | ****        |  | Consolidation of edits                                                                    
|v 2.1    |  | ****        |  | Modification section II.9 and added SLA aspect for CSI and warranty phases                
|v 2.2    |  | ****        |  | Updated sections II.A.2                                                                   
|v 2.3    |  | ****        |  | Editorial changes                                                                         
|v 2.4    |  | ****        |  | Additions and amendments after Sasken meeting                                             
|v 2.5    |  | ****        |  | Editorial changes, acceptance of comments                                                 
|v 2.6    |  | ****        |  | Additions and editorial changes after Sasken meeting                                      
|v 2.7    |  | ****        |  | Editorial changes                                                                         
|v 2.8    |  | ****        |  | Amendments to reflect Warranty Support agreements. Minor editorial changes                
|v 2.9    |  | ****        |  | Last updates after Sasken-Inmarsat teleconference                                         
|v 3.0    |  | ****        |  | Final versionlatest update on duration of CSI and Warranty Support phases                
|v 3.1    |  | ****        |  | Final versionminor modification suggested by Sasken                                      
|v 3.2    |  | ****        |  | Adjustment to reflect change of name of PRD to PRSD                                       
|v 3.3    |  | ****        |  | Added baseline version of PRSD                                                            



i





|* | Portions of this document marked with **** have been omitted pursuant to a request for confidential treatment submitted with the SEC. The original contracts have been filed
separately with the SEC as part of the confidential treatment request.
|- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



---

TABLE OF CONTENTS



|                                                                                       |  |   
|-------------------------------------------------------------------------------------- |  | --
|                                                                                       | 
|Revision History                                                                       |  | i 
|Table of Contents                                                                      |  | ii
|List of Figures and Tables                                                             |  | iv
|Acronym List                                                                           |  | v 
|I.      Introduction                                                                   |  | 1 
|A.     Purpose                                                                         |  | 1 
|B.     Scope                                                                           |  | 1 
|C.     GSPS Program and UT Procurement Overview                                        |  | 1 
|D.     Transferrable Work                                                              |  | 1 
|E.     Document Hierarchy                                                              |  | 2 
|F.      Definition Methodology                                                         |  | 2 
|II.     User Terminal Handset                                                          |  | 3 
|A.     Tasks                                                                           |  | 3 
|1.      UT Handset (UTH) Development and Reference Design                              |  | 3 
|2.      User Terminal Core Module (UTCM) and Reference Design                          |  | 3 
|3.      Industrial Design                                                              |  | 5 
|4.      Bill of Materials (BOM)                                                        |  | 5 
|5.      Early Demonstration of Basic GMR-2+ Functionality                              |  | 5 
|6.      UTH Stage 3 Units                                                              |  | 5 
|7.      UT Pre-Production                                                              |  | 6 
|8.      Testing                                                                        |  | 6 
|9.      Voice Codec and Audio Testing                                                  |  | 6 
|10.    NPI / Relationship with Contract Manufacturer                                   |  | 7 
|11.    Certification, Terminal Marking, Licenses, and Type Approval                    |  | 8 
|12.    UT Core Module and Handset Support                                              |  | 8 
|B.     Documents and Data Deliverables                                                 |  | 10
|C.     Product Deliverables                                                            |  | 10
|D.     Customer-Furnished Items/Equipment                                              |  | 10
|1.      GMR-2+ Specifications                                                          |  | 11
|2.      DVSI Voice Codec Test Set (VCTS) & DVSI Voice Codec Diagnostic Software (VCDS) |  | 11
|3.      GMR-2+ Network Emulator                                                        |  | 11
|E.     Milestones                                                                      |  | 13
|III.   Management Requirements                                                         |  | 13
|A.     Project and Schedule Control                                                    |  | 13
|1.      Project Planning                                                               |  | 13
|2.      Milestone Review Meetings                                                      |  | 14
|3.      Progress Reporting                                                             |  | 14
|4.      Scheduling                                                                     |  | 15
|5.      Project Management                                                             |  | 15
|6.      Rights of Access                                                               |  | 16
|7.      Office Accommodation                                                           |  | 16
|8.      Milestone Acceptance                                                           |  | 16
|B.     Quality and Configuration Control                                               |  | 16
|1.      Quality Assurance                                                              |  | 16
|2.      Quality Control                                                                |  | 17
|3.      Reliability                                                                    |  | 17
|4.      Configuration Management                                                       |  | 17
|C.     Testing                                                                         |  | 18
|1.      Test Planning and Reporting                                                    |  | 18
|2.      Test Acceptance Criteria                                                       |  | 18
|3.      Unit/Module Testing                                                            |  | 19
|4.      Factory Acceptance Testing (FAT)                                               |  | 19
|5.      Interworking Testing and Satellite Acceptance Testing                          |  | 20
|6.      Support to pre-Beta and Beta Testing                                           |  | 21
|7.      GSM Type Approval Testing                                                      |  | 22
|8.      Pre-Production Testing                                                         |  | 22
|9.      Final Acceptance                                                               |  | 22



ii



---

|                                                        |  |   
|------------------------------------------------------- |  | --
|D.     Engineering and User Training                    |  | 22
|1.      UT Handset Engineering Training                 |  | 22
|2.      UT Handset User Training                        |  | 22
|E.     Documentation                                    |  | 23
|IV.   GMR-2+ Specifications Change Control Board (SCCB) |  | 23
|A.     Purpose and Scope                                |  | 23
|B.     Roles and Responsibilities                       |  | 23
|C.     Procedures                                       |  | 24



iii



---

LIST OF FIGURES AND TABLES



|          |  |                                                                                       |  |   
|--------- |  | ------------------------------------------------------------------------------------- |  | --
|          |  |                                                                                      
|Figure 1. |  | GMR-2+ Network Emulator Block Diagram                                                 |  | 12
|          |  |                                                                                      
|Table 1.  |  | Document Hierarchy                                                                    |  | 2 
|Table 2.  |  | SLA of Bug-fix turn around in CSI support Phase and first 6 weeks of Warranty Support |  | 8 
|Table 3.  |  | SLA of Bug-fix turn around in Warranty support Phase                                  |  | 9 
|Table 4.  |  | Documents and Data Deliverables                                                       |  | 10
|Table 5.  |  | Product Deliverables                                                                  |  | 10
|Table 6.  |  | Customer-Furnished Items/Equipment                                                    |  | 10
|Table 7.  |  | Milestones                                                                            |  | 13
|Table 8.  |  | Milestone Review Meetings                                                             |  | 14
|Table 9.  |  | Common Document Deliverables                                                          |  | 23



iv



---

ACRONYM LIST



|        |  |                                                                        
|------- |  | -----------------------------------------------------------------------
|AMBE    |  | Advanced Multi-Band Excitation                                         
|AI      |  | Air Interface                                                          
|BPLT    |  | BGAN Physical Layer Tester                                             
|CE      |  | Community European/ European Community                                 
|CFI/CFE |  | Customer-Furnished Items/Equipment                                     
|CEM     |  | Contract Equipment Manufacturer                                        
|CMP     |  | Configuration Management Plan                                          
|CSI     |  | Commercial Service Introduction                                        
|DSP     |  | Digital Signal Processing                                              
|DVSI    |  | Digital Voice Systems Inc.                                             
|EDC     |  | Effective Date of Contract                                             
|ETSI    |  | European Telecommunications Standards Institute                        
|FAT     |  | (UT Handset/Core Module) Factory Acceptance Test                       
|FATR    |  | (UT Handset/Core Module) FAT Review                                    
|FCC     |  | Federal Communications Commission                                      
|FDR     |  | Final Design Review                                                    
|GMR-2   |  | ETSI Geostationary Mobile Radio Release 2                              
|GMR-2+  |  | An enhanced version of GMR-2 used by the Global Satellite Phone Service
|GMPCS   |  | Global Mobile Personal Communications System                           
|GPS     |  | Global Positioning System                                              
|GSM     |  | Global System for Mobile Communications                                
|GSPS    |  | Global Satellite Phone Service (GMR-2+)                                
|HFAT    |  | UT Handset FAT                                                         
|HFATR   |  | UT Handset FAT Review                                                  
|HMI     |  | Human Machine Interface                                                
|HRS     |  | Hardware Requirement Specification                                     
|HW      |  | Hardware                                                               
|I4      |  | Inmarsat-4 (Satellite System)                                          
|ICD     |  | Interface Control Document                                             
|IDR     |  | Industrial Design Review                                               
|IF      |  | Intermediate Frequency                                                 
|ITR     |  | Interworking Test Review                                               
|IWT     |  | Interworking Test                                                      
|KOR     |  | Kick-off Review                                                        
|MMI     |  | Man-Machine Interface                                                  
|MPP     |  | Manufacturing and Procurement Plan                                     
|MTFF    |  | Mean Time for First Failure                                            
|N/A     |  | Not Applicable                                                         
|NCC/GW  |  | Network Control Centre/Gateway                                         
|NPI     |  | New Product Introduction                                               
|NTE     |  | Not To Exceed                                                          
|PCM     |  | Pulse-Code Modulation                                                  
|PDR     |  | Preliminary Design Review                                              
|PLMN    |  | Public Land Mobile Network                                             
|PMP     |  | Project Management Plan                                                
|PRSD    |  | Product Requirements Specifications Document                           
|PSA     |  | Production and Supply Agreement                                        
|PSTN    |  | Public Switched Telephone Network                                      
|QAP     |  | Quality Assurance Plan                                                 
|RF      |  | Radio Frequency                                                        
|RID     |  | Review Item Discrepancy                                                
|RMP     |  | Risk Management Plan                                                   
|RTB     |  | Reference Test Bed                                                     
|SAT     |  | Satellite Acceptance Testing                                           
|SATR    |  | SAT Review                                                             
|SCCB    |  | (GMR-2+) Specifications Change Control Board                           
|SIM     |  | Subscriber Identity Module                                             
|SLA     |  | Service Level Agreement                                                



v



---

|     |  |                                    
|---- |  | -----------------------------------
|SLIC |  | Subscriber Line Interface Circuit  
|SOW  |  | Statement of Work                  
|SRS  |  | Software Requirement Specification 
|SW   |  | Software                           
|TBC  |  | To Be Confirmed                    
|TBD  |  | To Be Determined                   
|TCF  |  | Test Construction File             
|TE   |  | Terminal Equipment                 
|TRR  |  | Test Readiness Review              
|UL   |  | Underwriters Laboratories          
|USB  |  | Universal Serial Bus               
|UT   |  | User Terminal                      
|UTCM |  | User Terminal Core Module          
|UTH  |  | User Terminal Handset              
|UTP  |  | User Terminal Prototype            
|VCRM |  | Verification Cross-Reference Matrix
|WBS  |  | Work Breakdown Structure           
|WPD  |  | Work Package Description           



vi



---

I.    INTRODUCTION



A.    Purpose



This document defines the requirements for the technical and industrial design, prototyping, testing, preproduction, and support for mass production of a
User Terminal Core Module (UTCM) and User Terminal Handset (UTH) for the Inmarsat Global Satellite Phone Service (GSPS). It also includes requirements for warranty and maintenance of the UTCM and UTH.



B.    Scope



The SOW is divided into four sections. Section I provides an introduction
and program overview (this section). Section II describes the scope of work for the development of the User Terminal Handset and Core Module. Section III contains the management requirements applicable to this contract. Finally, section IV provides
a description of the GMR-2+ Specifications Change Control Board (SCCB).



C.    GSPS Program and UT Procurement Overview



The Global Satellite Phone Service provides handheld satellite communication services using the GMR-2+ air interface technology. GMR-2+ is a modern variant of the GMR-2 air interface (European Telecommunications
Standards Institute (ETSI) Geostationary Earth Orbit Mobile Radio Release 2) that has been optimised for use with the Inmarsat-4 satellites.



The GSPS User Terminal will provide access to both GMR-2+ satellite networks (Satellite Mode) and terrestrial GSM networks (GSM
Mode). In the Satellite Mode, the User Terminal will communicate with the Network Control Centre/Gateway (NCC/GW) via an Inmarsat-4 satellite using L-band frequencies. The NCC/GW provides connectivity to the PSTN and PLMN.



This SOW defines the sequence of tasks and deliverables that must be
performed in order to complete the development cycle of the UT. In particular, there are four prime deliverables with formal definitions as follows:



| |  |  | UT Core Module (UTCM)This refers to a hardware module and supporting physical layer and protocol software of a GMR-2+ User Terminal. It is an integral
component of the UT Handset. This SOW refers only to the pre-production prototypes of the UT Core Module.
| | - |  | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| |  |  | UT Core Module Reference DesignThis refers to the set of complete and detailed specifications for the UT Core Module (circuit diagrams, documentation,
software, firmware, interface definitions). The level of detail shall permit a third-party manufacturer to replicate the Core Module exactly and in its entirety and then integrate the Core Module into a UT Handset (or other type of commercial
product) for the purposes of mass production.
| | - |  | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| |  |  | UT HandsetThis refers to a mass-market consumer product (a handset) that will be sold to subscribers to the Inmarsat Global Satellite Phone Service.
This SOW refers only to the pre-production prototypes of the UT Handset.
| | - |  | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| |  |  | UT Handset Reference DesignThis refers to the set of complete and detailed specifications for the UT Handset The level of detail shall permit a
third-party manufacturer to replicate the UT Handset exactly and in its entirety for the purposes of mass production.
| | - |  | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



D.    Transferrable Work



At the time of EDC, there will be a series of elements of the UT Core Module and UT Handset Design, Development and Testing phases available from EMS
Satcom (EMS Transferable Work) and Inmarsat (Inmarsat Background). The Contractor shall be responsible for obtaining all necessary background data from EMS and, in the case where such background data is unsuitable for the intended purpose, making
modifications or improvements as necessary. More details on Orderly Transfer of information are described in more detail in Article 37 of the contract. Examples of these elements available from EMS are (but are not necessarily limited to):



| |  |  | Partitioning of UT Core Module and UT Handset requirements and Verification Cross Reference Matrix (VCRM).
| | - |  | ----------------------------------------------------------------------------------------------------------



| |  |  | High Level Hardware Requirement Document (HRS).
| | - |  | -----------------------------------------------



| |  |  | High Level Software Requirement Specification (SRS).
| | - |  | ----------------------------------------------------



| |  |  | High Level and Detailed UT Core Module Hardware Design, including RF and Baseband Design.
| | - |  | -----------------------------------------------------------------------------------------



| |  |  | High Level and Detailed UT Core Module Software Design.
| | - |  | -------------------------------------------------------



1



---

I.    INTRODUCTION (Continued)



| |  |  | Detailed design of Layer 1 Algorithm Code.
| | - |  | ------------------------------------------



| |  |  | AIL Performance Simulations results.
| | - |  | ------------------------------------



| |  |  | Preliminary Design and Analysis documentation for L1 (PSIL, CCL, BCL, WIOS, AIL).
| | - |  | ---------------------------------------------------------------------------------



| |  |  | Preliminary UT Core Module Layer 1 Controller and WIOS Software Design.
| | - |  | -----------------------------------------------------------------------



| |  |  | 1stPrototype of
GMR-2+ Antenna and Antenna Farm.
| | - |  | ------------------------------------------------



| |  |  | Layout, schematics for UTCM v0.5 and v1.0.
| | - |  | ------------------------------------------



| |  |  | Technical notes on the design and simulation.
| | - |  | ---------------------------------------------



| |  |  | Preliminary UT Handset Hardware and Mechanical Design.
| | - |  | ------------------------------------------------------



| |  |  | Preliminary Bill of Materials of both the UT Core Module and the UT Handset.
| | - |  | ----------------------------------------------------------------------------



| |  |  | Layout, schematics for User Terminal Prototype (UTP) (see Section II.A.7).
| | - |  | --------------------------------------------------------------------------



| |  |  | User Terminal Prototype (UTP) platform for UTCM integration with the Network Emulator.
| | - |  | --------------------------------------------------------------------------------------



| |  |  | Network Emulator test scripts for the validation of Layer 1 SW Integration with the Protocol Stack.
| | - |  | ---------------------------------------------------------------------------------------------------



| |  |  | Network Emulator test scripts for the validation of basic UT Core Module (see Section II.D.3).
| | - |  | ----------------------------------------------------------------------------------------------



All these elements shall be provided to the Contractor on as is
basis.



The Contractor shall work together with EMS Satcom
during a period no longer than three calendar months to ensure a swift transition of all existing elements in order to guarantee that there is no longer a dependency on EMS Satcom. The Contractor shall own all transitioned elements from the time no
longer than EDC + 3 calendar months. A transition document will capture all the items that are required to be delivered by EMS Satcom for a smooth and effective transitioning.



E.    Document Hierarchy



A number of specification documents form the basis for the UT Procurement. The overall applicability and precedence of each
document is defined in Table 1.



Table 1. Document Hierarchy



|           |  |                                                                                  |  |               |  |                                                                                           
|---------- |  | -------------------------------------------------------------------------------- |  | ------------- |  | ------------------------------------------------------------------------------------------
|Precedence |  | Document                                                                         |  | Applicability |  | Content Summary                                                                           
|1          |  | Statement of Work                                                                |  | Mandatory     |  | Description of all programmatic requirements for work under this Contract                 
|           |  |                                                                                  | 
|2          |  | ETSI GMR-2+ Specifications                                                       |  | Mandatory     |  | Specification of the satellite air interface                                              
|           |  |                                                                                  | 
|3          |  | GSPS UTH and UTCM PRSD Product Requirements Specifications Document, Issue 2.3 |  | Mandatory     |  | Describes the technical and operational requirements for the UT Handset and UT Core Module



Where conflicts
between the requirements in the various documents occur, the document with the highest level of precedence (indicated above) shall apply. The Contractor shall inform Inmarsat of any substantive conflicts between specifications in this hierarchy.



F.    Definition Methodology



The document uses the following definition of the term
shall:



| |  |  | Shallindicates a mandatory requirement that must be met by the Contractor.
| | - |  | ----------------------------------------------------------------------------



Statements that do not contain the term shall shall be
treated as informational in nature and are provided to assist the Contractors understanding of the rationale behind requirements.



Square brackets indicate that the enclosed text is subject to further confirmation or change.



Documents and Data Deliverablesand
Milestones as described in Table 4 and Table 7 below respectively shall be treated in the same way as the Product Deliverables (see Table 5) for contractual purposes.



2



---

II.    USER TERMINAL HANDSET



A.    Tasks



1.    UT Handset (UTH) Development and Reference Design



The Contractor shall design, develop, prototype, validate, and certify a UT Handset that is fully compatible with the Inmarsat GSPS network
and complies with the technical and operational requirements in the PRSD. The UT Handset shall contain and employ the UT Core Module (conforming to the UT Core Module Reference Design).



The Contractor shall produce a Verification Cross-Reference Matrix (VCRM), which shall provide cross-reference between each
requirement and its associated verification test campaign. The Contractor shall deliver the VCRM as part of the Final Design Review (FDR) documentation package (see Table 6 in section III.A.2).



The Contractor shall build a UT Handset Hardware Requirement Specification
(HRS) and a Software Requirement Specification (SRS) showing appropriate differentiation between hardware and software high level and derived requirements.



The Contractor shall deliver final revisions of these two documents as part of the FDR documentation package (see Table 6 in section III.A.2).



The Contractor shall produce and deliver a UT Handset Reference Design to
Inmarsat, with scope, content, and detail similar to the UT Core Module Reference Design (see Section II.A.1). The design documentation shall include, but is not necessarily limited to:



| |  |  | Hardware, enclosure, circuit, and interface diagrams
| | - |  | ----------------------------------------------------



| |  |  | Interface Control Documents (ICD) for all interfaces provided by the UT Handset to external devices and accessories (reference to industry standards preferred
whenever applicable).
| | - |  | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| |  |  | Complete set of compiled UT Handset software and firmware with supporting source code and documentation, to be licensed on the terms set out in Article 11 of the
contract
| | - |  | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| |  |  | BOM (Bill of Materials) and calculation of the material cost of the UT Handset.
| | - |  | -------------------------------------------------------------------------------



| |  |  | Specifications for each of the components of the UT Handset including operating tolerances, MTFF (Mean Time for First Failure) estimates, and performance analysis.
| | - |  | -------------------------------------------------------------------------------------------------------------------------------------------------------------------



| |  |  | An environmental and safety analysis for each of the components of the UT Handset (hazardous material content).
| | - |  | ---------------------------------------------------------------------------------------------------------------



2.    User Terminal Core Module (UTCM) and Reference Design



The Contractor shall design prototype and test all of
the hardware, software, firmware, and other supporting components that are required to produce the User Terminal Core Module (UTCM).



Those requirements that cannot be unequivocally validated in the context of the UT Handset shall be assigned to the UT Core Module and shall be
demonstrated during the UT Core Module FAT phase (see section III.C.5 of this SOW).



The UTCM shall be of a suitable design such that, when integrated, satisfies all of the requirements of the PRSD.



The UTCM shall include the following components, integrated together as a single unit:



| |  |  | Processors: baseband, power management, DSP, media processor
| | - |  | ------------------------------------------------------------



| |  |  | Memory: volatile and non-volatile
| | - |  | ---------------------------------



| |  |  | RF Module: GSM/GMR-2+ transceivers, GPS receiver, RF filters, power amplifiers, Bluetooth capability
| | - |  | ----------------------------------------------------------------------------------------------------



| |  |  | Software and Firmware: including, but not necessarily limited to: GSM and GMR-2+ protocol stacks, GPS processing, drivers, power management, SIM handler, AMBE+2
voice codec, echo canceller incorporating line echo cancellation (G168) and acoustic echo cancellation for hand set mode and also for speaker phone.
| | - |  | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| |  |  | Appropriate interface to support 2wire (RJ 11) interface. However 2-wire interface electronics (e.g. SLIC and associated components) need not be included on
the UTCM.
| | - |  | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------



3



---

II.    USER TERMINAL HANDSET (Continued)



| |  |  | SIM Module: 1.8V, 3V.
| | - |  | ---------------------



| |  |  | USB
| | - |  | ---



The UTCM shall exclude but shall have defined interfaces to third-party components which are within the scope of the PRSD, including:



| |  |  | Mechanics
| | - |  | ---------



| |  |  | Housing
| | - |  | -------



| |  |  | Keyboard
| | - |  | --------



| |  |  | Display (and user MMI)
| | - |  | ----------------------



| |  |  | Antennas: satellite, GSM, GPS
| | - |  | -----------------------------



| |  |  | Audio Peripherals: microphone, speaker
| | - |  | --------------------------------------



| |  |  | Li Ion/Li Polymer Battery
| | - |  | -------------------------



The dimensions, weight, power consumption, and interfaces of the UTCM shall be compatible with the PRSD, such that it can be integrated into the UT
Handset without the need for modification or reassembly of its components.



At the time of EDC, a preliminary design of most of the elements cited above will be available from EMS Satcom. The preliminary design and its associated design documentation will be provided to the Contractor on
an as is basis. The Contractor shall work together with EMS Satcom during a period no longer than 3 calendar months to ensure a swift transition of the work performed by EMS Satcom in order to guarantee that there is no longer a
dependency on EMS Satcom.



In the case that areas of the
current design are deemed not fit for purpose, the Contractor shall perform the necessary modifications to guarantee that the features and interfaces detailed above are provided as part of the UT Core Module.



The UTCM shall be of a suitable design such that, when integrated, satisfies
all of the requirements of the PRSD. In addition, the UTCM shall be designed to meet the following



| | i) | Maritime environment requirement (IEC 60945vibration only).
| | -- | ------------------------------------------------------------



| | ii) | Capability to provide 2 wire RJ 11 interface (2-wire interface electronics (e.g. SLIC and associated components) need not be included on the UTCM); and
| | --- | -------------------------------------------------------------------------------------------------------------------------------------------------------



| | iii) | Additional AT commands, which will have been mutually agreed between the Contractor and Inmarsat.
| | ---- | -------------------------------------------------------------------------------------------------



The UTCM hardware shall be designed to support a family of GSPS products namely, Fleetphone (maritime), Landphone (Fixed
installation), and secure handset. The architecture & design of the UTCM hardware shall not limit the UTCM from further enhancements to support these new products. As a minimum, the architecture shall support future
enhancements to the following:



| |  |  | Different LCD displays
| | - |  | ----------------------



| |  |  | Different keypad interface
| | - |  | --------------------------



| |  |  | Incorporating external antennas for GSM, GPS and GMR2+
| | - |  | ------------------------------------------------------



| |  |  | Serial port for provisioning of NMEA output
| | - |  | -------------------------------------------



The UTCM SW shall be customisable for the above changes, and future GSPS products, which are beyond the scope of this SoW. The default software shall be
GSPS UT Handset compatible and, as a minimum, shall support future enhancements to the following:



| |  |  | Additional AT commands, which will have been mutually agreed between the Contractor and Inmarsat.
| | - |  | -------------------------------------------------------------------------------------------------



The Contractor shall fully document all aspects of the design of the UT Core
Module to a level of detail that would permit a third-party manufacturer to replicate it exactly and in its entirety and then integrate it into a UT Handset (or other type of commercial product). The documentation set shall include the
following, but is not necessarily limited to:



| |  |  | Circuit and interface diagrams.
| | - |  | -------------------------------



| |  |  | Interface Control Documents (ICD) for all interfaces provided by the UT Core Module to ancillary components and functions within the scope of the UT Handset.
| | - |  | -------------------------------------------------------------------------------------------------------------------------------------------------------------



4



---

II.    USER TERMINAL HANDSET (Continued)



| |  |  | PRSD Compliance Table, identifying the UT Handset requirements that are directly satisfied by the UT Core Module.
| | - |  | -----------------------------------------------------------------------------------------------------------------



| |  |  | Compiled software and firmware (appropriate for the target platform) with supporting source code and documentation, to be licensed on the terms set out in Article
11 of the contract
| | - |  | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| |  |  | BOM (Bill of Materials) and estimate of the material cost of the UT Core Module.
| | - |  | --------------------------------------------------------------------------------



| |  |  | Specifications for each of the components of the UT Core Module including operating tolerances, MTFF (Mean Time for First Failure) estimates, and performance
analysis.
| | - |  | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------



| |  |  | An environmental and safety analysis for each of the components of the UT Core Module (hazardous material content).
| | - |  | -------------------------------------------------------------------------------------------------------------------



3.    Industrial Design



The Contractor shall consult Inmarsat and shall respect the right of final
approval of Inmarsat, on all mechanical and aesthetic aspects of the industrial design of the UT Handset. This includes the size, form, weight, housing, materials, texture, mechanics, ergonomics, audio interfaces (MMI), visual interfaces (MMI),
tactile interfaces (MMI), brand marking (corporate logos), and commercial packaging.



To serve this purpose, the Contractor shall conduct a series of reviews of the Industrial Design with representatives from Inmarsat during the development process.



The Contractor shall use appropriate media (e.g. physical proof of principal
prototypes, three-dimensional computer models or 2D section drawings, first off tooling samples, etc) to illustrate the industrial design as it matures throughout the development and shall make this media available to Inmarsat on request.



At PDR the contractor shall present one handset mock up
resulting from the previously completed proof of principle work. After PDR sign off, the Contractor shall deliver a further four (4) samples reflecting the agreements reached in PDR.



At FDR the contractor shall present one handset mock up resulting from the
previously completed detailed design work. After FDR sign off, the Contractor shall deliver a further four (4) samples of the UT Handset (mock-ups) that accurately demonstrate the physical aspects of the approved design.



4.    Bill of Materials (BOM)



The Contractor shall manage the BOM (Bill of Material) as part of hardware
development work. Prices of each component will be indicated by the manufacturing partner chosen by Inmarsat.



The Contractor shall work with Inmarsats manufacturing partner to select cost effective components and the total BOM cost shall be
reviewed by Inmarsat.



Negotiations on final component
price with manufacturing partner will be handled by Inmarsat.



5.    Early Demonstration of Basic GMR-2+ Functionality



The Contractor shall undertake an early demonstration of Basic GMR-2+ functionality on the date defined by Milestone M4 in Table 7.



The Contractor shall demonstrate end-to-end Narrow Beam operations using UTH
Stage 2 units in which the first release of the GMR-2+ Protocol Stack and Layer 1 has been integrated. This demonstration shall show basic GMR-2+ functionality against the Inmarsat supplied Network Emulator (NE). The scope of the demonstration shall
be agreed with Inmarsat by FDR.



This demonstration shall be
witnessed by Inmarsat representatives at the Contractors site.



6.    UTH Stage 3 Units



The Contractor shall produce and deliver to Inmarsat a total of ten (10) fully functional UTH Stage 3 Handsets and ten (10) fully functional Stage 3 UT Core Modules that are suitable for early system integration and over-the-air
tests. These may also be used by Inmarsat as part of its marketing and business development activities.



UTH Stage 3 Handsets and Stage 3 UT Core Modules are considered the precursors of the final UTH and UT Core Module Pre-production units in the development
phase. UTH Stage 3 Handsets and Stage 3 UT Core Modules will be the first prototypes that will be subject to full functional, feature and performance testing and validation by the contractor.



5



---

II.    USER TERMINAL HANDSET (Continued)



7.    UT Pre-Production



The Contractor shall produce, test, and deliver to Inmarsat, a total of five
hundred (500) fully-functional pre-production UT Handsets that are suitable for system integration, alpha, and beta testing.



It is understood that Material cost, mechanics tooling, production testers are excluded from the scope of the NPI and pre-production phases.



8.    Testing



The Contractor shall be fully responsible for all technical and programmatic
aspects of the unit/module, integration, factory acceptance, inter-working, satellite acceptance and pre-production testing of the UT Handset. The Contractor shall develop and deliver all applicable test plans, procedures, and reports. The
Contractor shall also perform System Interworking and UT Handset Satellite Acceptance tests prior to Inmarsats pre-Beta and Beta test campaigns. The Contractor shall participate and assist in all Inmarsat-led pre-Beta and Beta tests of the
Inmarsat GSPS network. Section III.C contains more detailed test requirements.



For the purpose of early inter-working tests between the UTCM/UTH and the network infrastructure, e.g. Network Emulator (NE) and/or Lockheed Martins Reference Test Bed (RTB), at the time of EDC EMS Satcom
will make available a test platform denominated UTP (User Terminal Prototype) into which the UTCM can be integrated.



In the case that areas of the existing UTP design are deemed not fit for purpose, the Contractor shall perform the necessary modifications or build a
completely new platform in order to guarantee that the features and interfaces detailed below are provided as part of the UTP for the purposes of early integration.



The UTP will be provided to the Contractor on an as is basis. The UTP will have the following features:



| |  |  | User interface that is integrated with the UTCM, including, but not limited to, a keyboard and LCD display that allows an operator to exercise the GSM and GMR-2+
protocols.
| | - |  | ----------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| |  |  | Sufficient HMI and serial interface diagnostic capabilities to allow the Contractor, Inmarsat and any designated third party, e.g. Lockheed Martin, to exercise,
test, and debug all aspects of the GMR-2+ air interface.
| | - |  | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| |  |  | Ability to collect, store, and export signalling and call event trace data.
| | - |  | ---------------------------------------------------------------------------



| |  |  | The UTP shall be portable and of a size and weight such that it can be carried by one person.
| | - |  | ---------------------------------------------------------------------------------------------



| |  |  | Capability to operate with an antenna and without an antenna (i.e. directly connected to an RF source via a RF cable with N-type connector).
| | - |  | --------------------------------------------------------------------------------------------------------------------------------------------



| |  |  | Capability to be powered by a battery that can be recharged as well as by direct AC power. The power supply included with the UTP shall be suitable for use in the
United States and Europe.
| | - |  | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



The Contractor
shall work together with EMS Satcom during a period no longer than 3 calendar months to ensure a swift transition of the work performed by EMS Satcom in order to guarantee that there is no longer a dependency on EMS Satcom.



9.    Voice Codec and Audio Testing



The Contractor shall undertake early design proving and prototyping of the
UT Core Module as defined in this SOW and the implementation of the DVSI AMBE+2 voice codec.



At the time of EDC, the DVSI AMBE-2+ voice codec test vectors will be available from EMS Satcom and shall be provided on as is basis. The Contractor shall use the AMBE+2 codec test vectors and the Inmarsat
supplied DVSI Voice Codec Test Set (VCTS) to verify bit-exact implementation under fully-loaded functional conditions, and verify adequate voice quality using the VCTS end-to-end mode via a 4-wire analog test port which shall be provided
on the UTCM, also under fully-loaded conditions.



The UT Core
Module shall incorporate the following:



| |  |  | The UTCM shall input and output compressed encoded and decoded voice packets via the USB port using the UDP protocol used in the VCTS. After appropriate conversion
in an external PC (conversion hardware and software to be supplied by the Contractor), these packets will be routed to and from the VCTS via an Ethernet interface.
| | - |  | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| |  |  | For voice codec testing using the VCTS, the UTCM shall provide commands to enable/disable loop back of the D/A input to the A/D output.
| | - |  | ---------------------------------------------------------------------------------------------------------------------------------------



6



---

II.    USER TERMINAL HANDSET (Continued)



| |  |  | The UTCM shall also input and output linear 16-bit PCM speech packets via the USB port using a UDP protocol similar to that used in the VCTS. After appropriate
conversion these shall be provided to the External Test equipment for end to end testing via an Ethernet interface.
| | - |  | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



The Contractor shall perform objective evaluations of voice quality using the Inmarsat supplied DVSI Voice Codec Test Set (VCTS) and the Network Emulator,
in a similar manner to the early design proving tests described above, i.e. both VCTS bit-exact, and end-to-end tests via the UTCM 4-wire interface. Formal subjective testing (i.e. in accordance with ITU-T Recommendation P.800) is not
required.



The Contractor shall perform acoustic de-coupling
tests (between the handset microphone and earpiece) according to 3GPP TS 26.132 Version 7.1.0 (Release 7) (also ETSI TS 126.132, V7.1.0, 2008-11).



The Contractor shall perform UTCM echo canceller tests conforming to ITU-T standard G.168 under fully loaded conditions, and shall provide appropriate
interfaces and test modes in the UTCM to facilitate this testing with the Contractors chosen test equipment.



Acoustic echo cancellation modes shall also be provided, both to cancel residual acoustic echo from earpiece to microphone when the UT is in handset mode,
and to cancel room echo when the UT is in hands-free (speakerphone) mode. These modes shall be automatically selected from appropriate signalling within the UT. Both objective and subjective tests (not formal MOS tests) of these echo cancellation
modes shall be performed.



The Contractor shall conduct tests
of the UT Core Module integrated with the Lockheed Martin Reference Test Bed in Valley Forge, Pennsylvania, USA. The scope of the testing shall be agreed with Inmarsat, but at a minimum, the Contractor shall demonstrate the following (in accordance
with the modified GMR-2+ specification):



| |  |  | Correct bit-exact performance between the UT Core Module interface and uncoded voice data at an interface to Lockheed Martins Reference Test Bed. The Test Set
and test vectors in this case will be supplied by Lockheed Martin. Interfacing between this test set and the UTCM shall be by mutual agreement, but shall employ the linear (uncoded) 16-bit interface mode described above. Formal subjective testing
(i.e. in accordance with ITU-T Recommendation P.800) is not required.
| | - |  | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



The Contractor shall develop these Interworking Test Procedures (in consultation with Inmarsat) and shall also provide on-site support in Valley Forge during the test execution.



The scope of the test activities shall be agreed with Inmarsat by FDR. The
results of design proving/prototyping shall be retained and presented to Inmarsat at the appropriate milestone review meetings.



10.    NPI/Relationship with Contract Equipment Manufacturer



Inmarsat shall furnish the Contractor with a Contract Equipment Manufacturer (CEM) partner for the purposes of NPI and
pre-production.



The Contractor shall liaise with, coordinate
and manage the relationship with Inmarsats chosen Contract Equipment Manufacturer (CEM) partner for the purpose of NPI and pre-production.



For this purpose, as a minimum and according to a schedule agreed with Inmarsats chosen Contract Equipment Manufacturer (CEM), the Contractor shall
provide all the design information and documentation that the CEM will request for the purpose of NPI and pre-production, including but not limited to the items listed below:



| |  |  | Build and mechanics release schedule.
| | - |  | -------------------------------------



| |  |  | Production Test specification.
| | - |  | ------------------------------



Additionally, as a minimum and according to a schedule agreed with the CEM, the Contractor shall deliver to the CEM for each prototype build (Stage 1,
Stage 2, Stage 3 and pre-production) as appropriate the following:



| |  |  | Build Plan and Build Definition.
| | - |  | --------------------------------



| |  |  | Manufacturing Documentation, including, but not limited to, a list of materials.
| | - |  | --------------------------------------------------------------------------------



| |  |  | 3-D files and 2-D drawings.
| | - |  | ---------------------------



| |  |  | Visual Quality requirements.
| | - |  | ----------------------------



| |  |  | Mass production approving reports.
| | - |  | ----------------------------------



| |  |  | Final assembly instructions.
| | - |  | ----------------------------



| |  |  | Software image.
| | - |  | ---------------



7



---

II.    USER TERMINAL HANDSET (Continued)



11.    Certification, Terminal Marking, Licenses, and Type Approval



The UT Handset Product Requirements Specifications Document (PRSD) contains
a list of mandatory certifications for the UT Handset. It is the sole responsibility of the Contractor to follow the established certification and type approval procedures and deliver a fully-certified UT Handset to Inmarsat.



It is the sole responsibility of the Contractor to obtain GSM Type Approval
for the UT Handset. GMR-2+ Type Approval is implied by the completion of the sequence of acceptance and verification test milestones described in Section III.C.



12.    UT Core Module and Handset Support



The Contractor shall provide support for the UTCM and UTH for a period of 6 weeks from the date of Inmarsats
acceptance of SAT; this 6 week period shall be known as CSI support and shall cover the pre-Beta and Beta Test Phase 1 as described in Section III.C.6(1). During the CSI Support phase, the Contractor shall provide bug-fix support for the
issues raised during Inmarsats pre-Beta and Beta Test Phase 1 as per the SLAs shown in Table 2 below.



The Contractor shall provide Warranty Support for a period of **** months after successful completion of Beta Test Phase 1 as described in Section
III.C.6(1). The Contractor shall provide bug-fix support for the issues raised during the first 6 weeks of this period as per the SLAs defined in Table 2 below.



After the completion of the first 6 weeks of Warranty Support, the Contractor shall provide bug-fix support for the issues
raised as per the SLAs defined in Table 3 below.



Both Support
phases are intended to address and resolve design faults in the hardware, software, firmware and design faults that degrades agreed manufacturing yield of the UTCM and/or UTH that reflect non-compliance with the PRSD. The Support is not intended to
address faults isolated to a particular UTCM, UTH, or experience of a particular user. It is understood that Material cost, mechanics tooling, production testers are excluded from the scope of CSI & Warranty Support.



The issues would be raised as per the defect categories defined in Section
III-C-2.



Table 2. SLA of Bug-fix turn around in CSI support
Phase and first 6 weeks of Warranty Support



|                        |                  |                   |                                                                                                                                               |                         |                                                                                                                                               |                         |      |                        
|----------------------- | ---------------- | ----------------- | --------------------------------------------------------------------------------------------------------------------------------------------- | ----------------------- | --------------------------------------------------------------------------------------------------------------------------------------------- | ----------------------- | ---- | -----------------------
|                        |                  |                   |                                                                                                                                               | Category 1Defect (days) |                                                                                                                                               | Category 2Defect (days) |      | Category 3Defect (days)
|SAF                     |                  | Analysis/response |                                                                                                                                               | 1                       |                                                                                                                                               | 2                       |      | 3                      
|                        |                  | Hot fix           |                                                                                                                                               | 2                       |                                                                                                                                               | NA                      |      | NA                     
|                        |                  | Bug resolution    |                                                                                                                                               | 3**                     |                                                                                                                                               | 3**                     |      | 6**                    
|                        |                  |                   |                                                                                                                                               |                        
|GSM/GMR2 Protocol Stack |                  | Analysis/response |                                                                                                                                               | 2                       |                                                                                                                                               | 3                       |      | 4                      
|                        | Hot fix          |                   | 2                                                                                                                                             |                         | NA                                                                                                                                            |                         | NA  
|                        | Bug resolution   |                   | 3**                                                                                                                                           |                         | 8**                                                                                                                                           |                         | 10**
|                        |                  |                   |                                                                                                                                               |                        
|L1 Software             |                  | Analysis/response |                                                                                                                                               | 3                       |                                                                                                                                               | 4                       |      | 5                      
|                        |                  | Hot fix           |                                                                                                                                               | 3                       |                                                                                                                                               | NA                      |      | NA                     
|                        |                  | Bug resolution    |                                                                                                                                               | 6**                     |                                                                                                                                               | 12**                    |      | 15**                   
|                        |                  |                   |                                                                                                                                              
|Hardware#               |                  | Analysis/response |                                                                                                                                               | 2 weeks for analysis.   |                                                                                                                                               |                        
|                        | Hot fix*)        |                   | Provide the hot fix in 5 working days timeif its concluded as design issue and this change can be implemented by the support team in field. |                         | Provide the hot fix in 8 working days timeif its concluded as design issue and this change can be implemented by the support team in field.
|                        | Bug resolution*) |                   | 5 weeks from Analysis stage                                                                                                                   |                         | 4 weeks from the Hot fix stage.                                                                                                              



|*) | Only component changeno PCB re-design.
|-- | ---------------------------------------



|# | Cost of Material, mechanics tooling, for the hardware are excluded.
|- | -------------------------------------------------------------------



|** | Patch release can be made by consolidating all the fixes available. This would be decided by CCB based on the criticality and usability related issues. The release frequency can be
decided by the CCB which has Inmarsat and Contractor members.
|-- | --------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------





|* | Portions of this document marked with **** have been omitted pursuant to a request for confidential treatment submitted with the SEC. The original contracts have been filed
separately with the SEC as part of the confidential treatment request.
|- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



8



---

II.    USER TERMINAL HANDSET (Continued)



Table 3. SLA of Bug-fix turn around in Warranty support Phase



|               |  |                   |  |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                        |  |                                   |  |                                  
|-------------- |  | ----------------- |  | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------- |  | --------------------------------- |  | ---------------------------------
|               |  |                   |  | Category 1Defect (days)                                                                                                                                                                                                                                                                                                                                                                                                                                                                |  | Category 2          Defect (days) |  | Category 3          Defect (days)
|SAF            |  | Analysis/response |  | 2                                                                                                                                                                                                                                                                                                                                                                                                                                                                                      |  | 3                                 |  | 4                                
|               |  | Hot fix           |  | 3                                                                                                                                                                                                                                                                                                                                                                                                                                                                                      |  | NA                                |  | NA                               
|               |  | Bug resolution    |  | 6++                                                                                                                                                                                                                                                                                                                                                                                                                                                                                    |  | 6++                               |  | 8++                              
|               |  |                   |  |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                       
|GSM/GMR2       |  | Analysis/response |  | 2                                                                                                                                                                                                                                                                                                                                                                                                                                                                                      |  | 3                                 |  | 4                                
|Protocol Stack |  | Hot fix           |  | 3                                                                                                                                                                                                                                                                                                                                                                                                                                                                                      |  | NA                                |  | NA                               
|               |  | Bug resolution    |  | 6++                                                                                                                                                                                                                                                                                                                                                                                                                                                                                    |  | 12++                              |  | 15++                             
|               |  |                   |  |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                       
|L1 Software    |  | Analysis/response |  | 3                                                                                                                                                                                                                                                                                                                                                                                                                                                                                      |  | 4                                 |  | 5                                
|               |  | Hot fix           |  | 3                                                                                                                                                                                                                                                                                                                                                                                                                                                                                      |  | NA                                |  | NA                               
|               |  | Bug resolution    |  | 6                                                                                                                                                                                                                                                                                                                                                                                                                                                                                      |  | 15                                |  | 20                               
|               |  |                   |  |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                       
|Hardware       |  | Analysis/response |  | 2 weeks for analysis.                                                                                                                                                                                                                                                                                                                                                                                                                                                                  |  |                                   |  |                                  
|               |  | Hot fix*)         |  | NA                                                                                                                                                                                                                                                                                                                                                                                                                                                                                     |  | NA                                |  | NA                               
|               |  | Bug resolution    |  | 4 weeks from Analysis stage (assuming no
evaluation spin needed and no certification-retests).  8 weeks from Analysis
stage (assuming one evaluation spin needed and no certification-retests).        We assume there are no major bugs during this stage.        Only
component changes are anticipated and a new spin can be created with these changes.        Assumption is that availability of possible new component is not causing delays to
implementation of the bug fix



|*) | Hot fix is not applicable during mass-production. All changes have to be evaluated using formal engineering change process and Certification aspects need to be taken into account.
|-- | -----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



|++ | Patch release can be made by consolidating all the fixes available. This release would be once a month.
|-- | -------------------------------------------------------------------------------------------------------



The Contractor shall set manufacturing yield targets together with Inmarsat and Inmarsats chosen Contract Equipment
Manufacturer after the Pre-Production unit spin.



The
Contractor shall track the established manufacturing quality (yields and other issues) during the warranty period and, in case of problems and issues, shall agree the necessary remedy actions with the Contract Equipment Manufacturer and Inmarsat on
a case by case basis.



In addition, the service to be provided
by the Contractor during the Warranty period is described in Annex J of this contract 09-4642.



9



---

II.    USER TERMINAL HANDSET (Continued)



B.    Documents and Data Deliverables



The Contractor shall deliver the documents and data in Table 4 to Inmarsat
(Section III.E contains a list of other document deliverables applicable):



Table 4. Documents and Data Deliverables



|      |  |                                                                   |  |                      |  |              
|----- |  | ----------------------------------------------------------------- |  | -------------------- |  | -------------
|No.   |  | Document                                                          |  | SOWSection Reference |  | Delivery Date
|D1    |  | UTH Kick-Off Review (KOR) Meeting Presentation Package            |  | III.A.2              |  | ****         
|D2    |  | Verification Cross-Reference Matrix (VCRM)                        |  | II.A.1               |  | ****         
|D3    |  | Software Requirements Specification (SRS)                         |  | II.A.1               |  | ****         
|D4    |  | Hardware Requirements Specification (HRS)                         |  | II.A.1               |  | ****         
|D5    |  | UTH Preliminary Design Review (PDR) Meeting Presentation Package  |  | III.A.2              |  | ****         
|D6    |  | UTH/UTCM Test Plan                                                |  | III.C.1              |  | ****         
|D7    |  | UTH/UTCM Final Design Review (FDR) Meeting Presentation Package   |  | III.A.2              |  | ****         
|D8    |  | UTH/UTCM Factory Acceptance Test Plans & Procedures               |  | III.C.4              |  | ****         
|D9    |  | UTH Interworking Test Plan & Procedures                           |  | III.C.5(1)           |  | ****         
|D10   |  | UTH Satellite Acceptance Test Plan & Procedures                   |  | III.C.5(2)           |  | ****         
|D11   |  | UT Handset and Core Module Production Test Specification          |  | III.C.8              |  | ****         
|D12.1 |  | UTH Factory Acceptance Test Report (Phase 1)                      |  | III.C.4(1)           |  | ****         
|D12.2 |  | UTH Factory Acceptance Test Report (Phase 2)                      |  | III.C.4(2)           |  | ****         
|D12.3 |  | UTCM Factory Acceptance Test Report                               |  | III.C.4(3)           |  | ****         
|D13   |  | UTH Interworking Test Report                                      |  | III.C.5(1)           |  | ****         
|D14   |  | UTH Satellite Acceptance Test Report                              |  | III.C.5(2)           |  | ****         
|D15   |  | UTH Training Manuals                                              |  | III.D.1,III.D.2      |  | ****         
|D16   |  | UTH User Manuals, operating Instructions, and Other Documentation |  | III.D.1,III.D.2      |  | ****         
|D17A  |  | Draft UTCM Reference Design Documentation/Software Set            |  | II.A.2               |  | ****         
|D17B  |  | Final UTCM Reference Design Documentation/Software Set            |  | II.A.2               |  | ****         
|D18A  |  | Draft UTH Reference Design Documentation/Software Set             |  | II.A.1               |  | ****         
|D18B  |  | Final UTH Reference Design Documentation/Software Set             |  | II.A.1               |  | ****         
|D19A  |  | UTH CE/GMPCS/UL/FCC Certifications (as per PRSD)                  |  | II.A.10              |  | ****         
|D19B  |  | GSM Certifications (as per PRSD)                                  |  | II.A.10              |  | ****         



C.    Product
Deliverables



The Contractor shall deliver the products in
Table 5 to Inmarsat:



Table 5. Product Deliverables



|    |  |                               |  |          |  |                   
|--- |  | ----------------------------- |  | -------- |  | ------------------
|No. |  | Product                       |  | Quantity |  | Delivery Date     
|P1  |  | UTH Industrial Design Samples |  | 14 1 4   |  | ******** **** ****
|P2  |  | UTH Stage 3 Handsets          |  | 10       |  | ****              
|P3  |  | UTCM Stage 3                  |  | 10       |  | ****              
|P4  |  | UTH Pre-Production Units      |  | 500      |  | ****              



D.    Customer-Furnished Items/Equipment



Inmarsat shall deliver the items in Table 6 to the Contractor:



Table 6. Customer-Furnished Items/Equipment



|    |  |                                                                                |  |              
|--- |  | ------------------------------------------------------------------------------ |  | -------------
|No. |  | Item                                                                           |  | Delivery Date
|C1  |  | UTH Product Requirements Specifications Document (PRSD)                        |  | EDC          
|C2  |  | GMR2+ Specifications, Version 2.4.0                                            |  | EDC          
|C3  |  | DVSI Voice Codec Test Set (VCTS) & DVSI Voice Codec Diagnostic Software (VCDS) |  | ****         
|C4  |  | GMR-2+ Network Emulator Stage 2B with existing scripts                         |  | ****         
|C5  |  | BGAN Physical Layer Tester (BPLT) as a fading simulator                        |  | ****         
|C6  |  | GSPS SIMs                                                                      |  | ****         
|C7  |  | GMR-2/GMR-2+ A5 Ciphering Algorithm Software and Documentation                 |  | ****         



Note: Delivery dates assume customs clearance is a maximum of 2 weeks.





|* | Portions of this document marked with **** have been omitted pursuant to a request for confidential treatment submitted with the SEC. The original contracts have been filed
separately with the SEC as part of the confidential treatment request.
|- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



10



---

II.    USER TERMINAL HANDSET (Continued)



1.    GMR-2+ Specifications



The development of the GMR-2+ specifications is the responsibility of
Lockheed Martin (as part of the GMR-2+ NCC/GW development contract with Inmarsat). The GMR-2+ specification have been evolving since the beginning of the GSPS programme and at the time of EDC, the current version of the specifications is Version
2.4.0, which will be made fully available to the Contractor at EDC.



The Contractor shall take an active role in the review and resolution of any identified issues (including but not limited to bugs) of the GMR-2+ specifications in order to ensure that the baseline Version (2.4.0) is suitable and
sufficient for implementation in the UTCM/UTH. Representatives of the Contractor shall work closely with EMS Satcom and/or Lockheed Martin to try to understand the maturity of the specifications and to ensure that they are fit for purpose for the
development work.



At the time of EDC there will be a
comprehensive physical layer performance simulation and validation work available from EMS Satcom. The Contractor shall work together with EMS Satcom during a period no longer than 3 calendar months to ensure a swift transition of the work performed
by EMS Satcom.



The parallel development and testing of the
NCC/GW and UT may identify the need for further changes to the specifications beyond Version 2.4.0. In recognition of the specifications as a key interface control between the GMR-2+ UT and NCC/GW, and of the mutual impact of changes to the
specifications, the Contractor shall be a participant of the GMR-2+ Specifications Change Control Board (SCCB) along with Lockheed Martin and Inmarsat.



The SCCB shall be responsible for approving changes to the GMR-2+ specifications beyond the baseline after evaluating the impact of those changes on this
Contract and other related Contracts in progress.



The
Standard Operating Procedures for the SCCB are defined in Section V.



2.    DVSI Voice Codec Test Set (VCTS) & DVSI Voice Codec Diagnostic Software (VCDS)



Inmarsat shall provide to the Contractor a Voice Codec Test Set and its associated Voice Codec Diagnostic SW on loan for the duration of the programme.
This test tool shall be used by the Contractor to test the compliance of the Voice Codec implementation with the specifications (see Section III.C.4).



DVSIs Voice Codec Test Set (VCTS) is a real time data recorder/player used to verify that the implementation of Inmarsats voice codec in user
terminals is correct.



The VCTS contains several interfaces
for recording and playing speech and uses Ethernet as its control and channel data interface. The VCTS performs no analysis on the data it records. A PC program denominated Voice Codec Diagnostics Software (VCDS) is used in conjunction with the VCTS
to analyse the data and determine whether the implementation under test passes or fails the test suite.



The VCDS is designed to test a voice codec implementation by extracting the parametric information corresponding to the Advanced Multi-Band Excitation
(AMBE) speech model. The VCDS runs a suite of test tools that can be used to diagnose equipment containing the Inmarsat voice codec. The VCDS can run the test analysis on pre-recorded files or user terminals when in conjunction with the Voice Codec
Test Set (VCTS).



Operation of the VCTS, the VCDS, the tests
that are run, and the analysis performed for each test are described in the VCTS and VCDS manuals respectively.



3.    GMR-2+ Network Emulator



Inmarsat shall provide a GMR-2+ Network Emulator to the Contractor for development and acceptance testing purposes. The Network Emulator shall be provided
on as is basis at the time of EDC + 2 months.



At the time of
EDC, the Network Emulator is installed at EMS Satcoms facilities in Adelaide, South Australia. The Contractor shall allow Inmarsat a period of time of no less than 8 weeks for the complete hardware of the Network Emulator to be delivered to
and re-installed at the Contractors chosen facility.



11



---

II.    USER TERMINAL HANDSET (Continued)



The GMR-2+ Network Emulator is based on the GSPS Program NCC-GW equipment with the required support
hardware, software and scripts to emulate the GMR-2+ Air Interface to support GMR-2+ UT development. A block diagram of the Network Emulator is shown in Figure 1.



Figure 1. GMR-2+ Network Emulator Block Diagram



LOGO



The Network Emulator contains the
following features:



| |  |  | GMR-2+ Regional Signalling Channels
| | - |  | -----------------------------------



| |  |  | GMR-2+ Hot Beam Signalling Channels
| | - |  | -----------------------------------



| |  |  | GMR-2+ Enhanced Quarter Rate and Half Rate Speech Channels
| | - |  | ----------------------------------------------------------



| |  |  | GMR-2+ 2.4 kbps enhanced data channel
| | - |  | -------------------------------------



| |  |  | Capacity of 1 Speech Call (with Enhanced Vocoder)
| | - |  | -------------------------------------------------



| |  |  | Capacity of 4 signalling channels
| | - |  | ---------------------------------



| |  |  | L-Band Interface to support UT
| | - |  | ------------------------------



| |  |  | Core set of Layer 3 Scripts to support Stage1, 2 and 3 functionality
| | - |  | --------------------------------------------------------------------



| |  |  | Capability for the User to modify message contents (e.g. frequency, power level, L3 message contents, etc.)
| | - |  | -----------------------------------------------------------------------------------------------------------



| |  |  | Capability for the User to modify/add scripts for anomaly mode scenarios
| | - |  | ------------------------------------------------------------------------



| |  |  | L2/L3 Protocol Stack Interfacing capability for interfacing with UT under test at L2/L3 protocol level, bypassing layer 1
| | - |  | -------------------------------------------------------------------------------------------------------------------------



The Network Emulator consists of the following components:



| |  |  | Channel Equipment
| | - |  | -----------------



| |  |  | Media Gateway (with 1 MPAC Board)
| | - |  | ---------------------------------



| |  |  | Network Synchronization Equipment (With GPS Receiver)
| | - |  | -----------------------------------------------------



| |  |  | IF Equipment
| | - |  | ------------



| |  |  | SUN Computer
| | - |  | ------------



| |  |  | Catapult MGTS Station
| | - |  | ---------------------



| |  |  | IP Switch
| | - |  | ---------



12



---

II.    USER TERMINAL HANDSET (Continued)



The features and capabilities of the Network Emulator at each stage are defined in the Network
Emulator Requirements Specification (attached to this Statement of Work).



The Contractor shall provide a facility for installation and proper operation of the Network Emulator equipment as per the requirements stated in the document entitled Network Emulator Facility Requirements
Specification, which shall be provided by Inmarsat.



Inmarsat shall provide necessary Network Emulator support either directly or via Lockheed Martin.



At the time of EDC, there will be two sets of Network Emulator test scripts available from EMS Satcom. The first set of test scripts was generated for the
purposes of Layer 1 Integration validation and the second set of scripts was generated for Factory Acceptance Test purposes. Both test script sets were defined and developed by EMS based on Lockheed Martins sunny day set of
scripts, which shall also be available from Inmarsat. The Contractor shall note that the EMS test scripts are not wholly complete for all the test requirements of this contracts and neither has the scripts been fully validated. The Contractor shall
work together with EMS Satcom during a period no longer than 3 calendar months to ensure a swift transition of the work performed by EMS Satcom in order to guarantee that there is no longer a dependency on EMS Satcom.



The Contractor shall be responsible for writing any additional test scripts
deemed necessary for the correct validation of the implementation. Inmarsat shall provide necessary support for this activity.



E.    Milestones



The progress of the Contractors work shall be measured by the Milestones in Table 7 below.



Table 7. Milestones



|     |  |                                                               |  |                
|---- |  | ------------------------------------------------------------- |  | ---------------
|No   |  | Milestone                                                     |  | Completion Date
|M1   |  | UTH Kick-Off Review (KOR) Completion                          |  | ****           
|M2   |  | UTCM/UTH Preliminary Design Review (PDR) Completion           |  | ****           
|M3   |  | UTH Final Design Review (FDR) Completion                      |  | ****           
|M4   |  | Early GMR2+ Functionality Demonstration                       |  | ****           
|M5   |  | UTCM Factory Acceptance Test                                  |  | ****           
|M6   |  | UTH Factory Acceptance Test (HFAT 1) Completion (Phase 1)     |  | ****           
|M7   |  | UTH Factory Acceptance Test (HFAT 2) Completion (Phase 2)     |  | ****           
|M8   |  | UT Handset-LM Reference Test Bed Interworking Test Completion |  | ****           
|M9   |  | UT Handset Satellite Acceptance Test (SAT) Completion         |  | ****           
|M10  |  | Delivery of UTH Pre-Production Units                          |  | ****           
|M11A |  | Draft UTCM Reference Design Delivery                          |  | ****           
|M11B |  | Final UTCM Reference Design Delivery                          |  | ****           
|M12A |  | Draft UTH Reference Design Delivery                           |  | ****           
|M12B |  | Final UTH Reference Design Delivery                           |  | ****           
|M13  |  | Beta Test Completion (Phase 1)                                |  | ****           
|M14  |  | Beta Test Completion (Phase 2)/Final Acceptance               |  | ****           
|M15  |  | UTH Certification Process Completed                           |  | ****           



III.    MANAGEMENT REQUIREMENTS



The following requirements apply to the contractual arrangements between Inmarsat and the Contractor:



A.    Project and Schedule Control



1.    Project Planning



The Contractors management and development processes shall adhere to ISO 9001 (or equivalent) processes. The Contractor shall grant Inmarsat the right to audit the management and development practices applied to
this Contract.



The Contractor shall develop and maintain a
Project Management Plan (PMP). The PMP shall outline the various tasks to be performed together with the control procedures that are to be applied and the schedule. The PMP shall describe the assigned management team structure and overall
responsibilities. The PMP shall describe how the Contractor will manage and provide visibility of all work undertaken by any key subcontractors (if any).





|* | Portions of this document marked with **** have been omitted pursuant to a request for confidential treatment submitted with the SEC. The original contracts have been filed
separately with the SEC as part of the confidential treatment request.
|- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



13



---

III.    MANAGEMENT REQUIREMENTS (Continued)



The Contractor shall also maintain a Risk Management Plan (RMP). The PMP and RMP shall be issued one
week prior to the Kick-Off Review meeting and soon thereafter issued as definitive. The Contractor shall provide Inmarsat with any subsequent updates to the PMP and RMP.



The Contractor shall maintain all documentation related to project planning and provide all deliverables in electronic form.



2.    Milestone Review Meetings



The Contractor shall plan and conduct the milestone review meetings
specified in Table 8 below. The Contractor shall agree the actual date and location of each milestone review with Inmarsat at least one month before the meeting. The Contractor shall provide an agenda for each milestone review at least five working
days before the meeting to which Inmarsat may add items to discuss. The Contractor shall agree to support additional intermediate progress reviews during the design and implementation phases, if requested to do so by Inmarsat with at least two weeks
notice.



Table 8. Milestone Review Meetings



|     |  |      |  |     
|---- |  | ---- |  | ----
|**** |  | **** |  | ****
|**** |  | **** |  | ****
|**** |  | **** |  | ****
|**** |  | **** |  | ****
|**** |  | **** |  | ****
|**** |  | **** |  | ****
|**** |  | **** |  | ****
|**** |  | **** |  | ****
|**** |  | **** |  | ****
|**** |  | **** |  | ****
|**** |  | **** |  | ****
|**** |  | **** |  | ****
|**** |  | **** |  | ****
|**** |  | **** |  | ****



The Contractor shall
be responsible for assembling the relevant documentation and presentation material for all milestone reviews. The Contractor shall submit documentation to be reviewed in accordance with the document delivery schedule in Section II.B , and at least 2
weeks before the associated Milestone Review Meeting,



Inmarsat intends to use Review Item Discrepancy (RID) forms (or a suitable equivalent) for providing comments on the milestone review documentation at least 3 working days before the relevant meeting. The Contractor shall incorporate the
RID mechanism into the project review process.



The Contractor
shall be responsible for documenting the review proceedings and monitoring actions placed until closure. Review minutes shall be produced within five working days of the meeting. The Contractor shall seek concurrence from Inmarsat for the accuracy
of the review minutes. The Contractor shall track actions placed using a formally documented method.



The Contractor shall implement an internal design review process covering all design and engineering (i.e. hardware, firmware, software, mechanical,
industrial) activities. The Contractor shall conduct periodic audits to confirm that design processes are being followed throughout.



3.    Progress Reporting



The Contractor shall supply a Progress Report to Inmarsat by the end of the first week of each month, a minimum of one week prior to the monthly Progress
Meeting. The Progress Report shall include the following:



| |  |  | Management summary
| | - |  | ------------------



| |  |  | Work performed during the reporting period
| | - |  | ------------------------------------------



| |  |  | Milestones met and/or achieved
| | - |  | ------------------------------





|* | Portions of this document marked with **** have been omitted pursuant to a request for confidential treatment submitted with the SEC. The original contracts have been filed
separately with the SEC as part of the confidential treatment request.
|- | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



14



---

III.    MANAGEMENT REQUIREMENTS (Continued)



| |  |  | Progress against the schedule (any slippage is to be identified together with remedial action)
| | - |  | ----------------------------------------------------------------------------------------------



| |  |  | Dependencies
| | - |  | ------------



| |  |  | Problems experienced
| | - |  | --------------------



| |  |  | Activities planned for the next period
| | - |  | --------------------------------------



| |  |  | Risk log status
| | - |  | ---------------



| |  |  | Action log status
| | - |  | -----------------



| |  |  | Assumption log status
| | - |  | ---------------------



The format of the progress report shall be agreed with Inmarsat at the Kick-Off Review Meeting.



The Contractor shall conduct monthly Progress Meetings with Inmarsat
representatives to discuss:



| |  |  | Current active tasks;
| | - |  | ---------------------



| |  |  | Technical and schedule aspects;
| | - |  | -------------------------------



| |  |  | Status and progress;
| | - |  | --------------------



| |  |  | Technical, contractual and managerial issues;
| | - |  | ---------------------------------------------



| |  |  | Risks and contingency measures (in the form of a Risk Log);
| | - |  | -----------------------------------------------------------



| |  |  | Current and potential problems;
| | - |  | -------------------------------



The Contractor shall record the minutes for each Progress Meeting, capturing the key decisions and actions taken. The minutes shall be agreed with
Inmarsat and produced within five working days of the meeting.



4.    Scheduling



The Contractor shall maintain a detailed activity schedule of all tasks to be undertaken for this Contract.



The schedule shall reflect the following overall breakdown levels (or equivalent) within one schedule (to ensure consistency):



| |  |  | Level 1: Project decomposed into phases
| | - |  | ---------------------------------------



| |  |  | Level 2: Phases decomposed into work packages
| | - |  | ---------------------------------------------



| |  |  | Level 3: Work packages decomposed into tasks
| | - |  | --------------------------------------------



The schedule shall show key dependencies and critical paths.



The Contractor shall define a suitable Work Breakdown Structure (WBS) and produce work package descriptions (WPD) for each level 2 activity. The Work
Breakdown shall cover all project activities from Contract commencement to the start of production and shall clearly identify the following key phases:



| |  |  | Functional analysis
| | - |  | -------------------



| |  |  | Overall design
| | - |  | --------------



| |  |  | Detailed design and prototyping
| | - |  | -------------------------------



| |  |  | Implementation
| | - |  | --------------



| |  |  | Pre-production activities and testing
| | - |  | -------------------------------------



| |  |  | Production testing
| | - |  | ------------------



The WBS shall be used to plan and organise the work under this Contract, including any work assigned to key sub-contractors (if any). The WBS and initial
set of WPDs are to be included in the Project Management Plan (PMP) and shall be agreed at the Kick-Off Review meeting. Thereafter, the Contractor shall progressively expand the WBS and raise further WPDs as the project progresses into each phase.



The programme schedule shall be developed, maintained, and
presented using Microsoft Project.



The Contractor shall
include a schedule detailing work completed in the monthly progress report and total completion status. The Contractor shall also provide Inmarsat with an electronic copy of the Monthly Report including the schedule.



5.    Project Management



The Contractor shall assign a suitably qualified Program Manager that is
specifically charged with the responsibility for all technical and programmatic aspects of the work and maintaining open communications with Inmarsat for the duration of this Contract.



15



---

III.    MANAGEMENT REQUIREMENTS (Continued)



Inmarsat will designate a Subcontracts Administrator as well as an engineering team, who will monitor
the activities being undertaken on this Contract and support the Contractor when necessary.



Inmarsat intends to install a maximum of two Resident Engineers/Managers at the Contractors facility for the purpose of daily interaction with the Contractors team. Inmarsat also intends to install a team
of engineers at the Contractors facilities when and as required by the programme. The Contractor shall provide the Resident Engineers/Managers and/or their representatives with access to the following:



| |  |  | Regularly scheduled status meetings and schedules
| | - |  | -------------------------------------------------



| |  |  | Engineering and technical meetings and reviews
| | - |  | ----------------------------------------------



| |  |  | Risk management workshops and meetings
| | - |  | --------------------------------------



| |  |  | Audit processes and procedures
| | - |  | ------------------------------



| |  |  | Test readiness reviews, dry runs and formal test conduct
| | - |  | --------------------------------------------------------



The Subcontracts Administrator shall be responsible for all contractual direction under this Contract. Only the Subcontract Administrator may authorise
changes to scope, cost, schedule, terms, applicable documents, or specifications. The Contractor shall designate an administrative counterpart with the authority to commit the resources of the Contractor to such changes.



6.    Rights of Access



The Contractor shall allow Inmarsat representatives to visit and monitor its
main work site and make the necessary security and/or regulatory arrangements (if any) for such visits.



7.    Office Accommodation



The Contractor shall provide office accommodation for two Inmarsat resident staff plus up to two temporary visiting staff at the main work sites. Office accommodation shall include reasonable use of facilities
including international telephone/facsimile lines, desktop PCs and printer with Internet connection and office stationary.



8.    Milestone Acceptance



Approval from Inmarsat shall be required in order for the Contractor to declare any contractual milestone in Table 7 and Table 8 above successfully
completed. Acceptance from Inmarsat shall be subject to the timelines defined in Article 5, Section B of the Contract.



Final acceptance of the UTH shall be based on the completion of all contractual milestones defined in this SOW.



The criteria for acceptance of review meetings shall be as follows:



| |  |  | Design Review Milestone (KOR, PDR, FDR): completion of required design by the relevant milestone and completion of agreed action plan for all RIDs registered for
the milestone
| | - |  | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| |  |  | Test Review Milestone (FATR, ITR, OATR, and SITR): as per Section III.A.2.
| | - |  | --------------------------------------------------------------------------



| |  |  | Requirements Specifications set out in the PRSD
| | - |  | -----------------------------------------------



B.    Quality and Configuration Control



1.    Quality Assurance



The Contractor shall apply recognised engineering controls and practices throughout the Contract that adhere to ISO 9001 (or a suitable equivalent). These
engineering controls and practices shall apply fully to the design, testing, manufacture, software development activities and sub-contract activities (if applicable). Less extensive engineering controls and practices may be applied to early
prototype stages of the UTH UT Handsets due to the need to concentrate on early proof-of-concept ideals and the limited time available before these devices have to be available.



The Contractor shall issue a Quality Assurance Plan (QAP) to Inmarsat one week prior to the Kick-Off Review (KOR); this can
be a separate document or form part of the PMP and thereafter finalised within two weeks. The QAP shall at all times reflect the actual practices being applied on the Contract.



The Contractor shall nominate a team member with suitable experience and training with respect to quality control, quality
assurance, and their applications to be responsible for Quality Assurance for this Contract.



16



---

III.    MANAGEMENT REQUIREMENTS (Continued)



The Contractor shall submit, as part of the QAP, an audit schedule outlining the audits (minimum of
three) to be conducted throughout various points of the project. The Contractor shall document each scheduled audit in the form of an Audit Report. The Contractor shall make all Audit Reports available to Inmarsat on request.



Inmarsat reserves the right to audit Contractor (including subcontractor)
work at any point, provided that at least two weeks notice is given to the Programme Manager.



The Contractor shall be fully responsible for the quality achieved and controls applied by any sub-contractor parties.



The Contractor shall implement a mechanism for tracking corrective actions at all Contract phases and for cross-referencing requirements specified in this
SOW and the PRSD to documents generated by the Contractor.



2.    Quality Control



The Contractor shall clearly state or reference all quality controls to be applied during the manufacturing process in the Quality Assurance Plan (QAP), including the inspection from initial goods-inwards to final inspection and test.
Specifically, the QAP shall identify the actions necessary to ensure conformity of the:



| |  |  | Time to market process
| | - |  | ----------------------



| |  |  | Calibration system
| | - |  | ------------------



| |  |  | Documentation
| | - |  | -------------



| |  |  | Maintenance and support service
| | - |  | -------------------------------



| |  |  | Workmanship, including inspection and tests
| | - |  | -------------------------------------------



| |  |  | Incoming inspection
| | - |  | -------------------



| |  |  | Manufacturing flow
| | - |  | ------------------



| |  |  | Audits
| | - |  | ------



| |  |  | Improvements
| | - |  | ------------



All inspection and quality records shall be archived by the Contractor and shall be made available for audit at the Contractors main facility by
Inmarsat on request.



3.    Reliability



The Contractor shall include a Reliability (Parts
Count) Prediction in the Quality Assurance Plan (QAP) for all components of the UT Handset.



4.    Configuration Management



The Contractor shall produce a Configuration Management Plan (CMP) that outlines the controls that will be applied to:



| |  |  | Documentation configuration and change management
| | - |  | -------------------------------------------------



| |  |  | Requirements management
| | - |  | -----------------------



| |  |  | Software development, firmware, version and release control
| | - |  | -----------------------------------------------------------



| |  |  | Core technology model development
| | - |  | ---------------------------------



| |  |  | UT Handset prototyping
| | - |  | ----------------------



| |  |  | UT Handset pre-production models
| | - |  | --------------------------------



| |  |  | UT Handset manufacturing and production models
| | - |  | ----------------------------------------------



The CMP may, at the discretion of the Contractor, be a separate document or form part of the PMP. The CMP shall be finalised by the Kick-Off Review (KOR)
meeting.



The Contractor shall nominate a team member to be
responsible for overall configuration management throughout the project and shall ensure that adherence to the CMP is maintained.



The Contractor shall identify any configuration management applied to sub-contractor work (if applicable).



The Contractor shall make configuration records for all hardware, software,
and firmware developed by the Contractor available to Inmarsat on request.



17



---

III.    MANAGEMENT REQUIREMENTS (Continued)



C.    Testing



1.    Test Planning and Reporting



The Contractor shall produce and deliver a UT Handset Test Plan for review by the associated Preliminary Design Review (see
Tables 2 and 6 above). This plan defines the test stages, test approach to be adopted, controls to be applied and documentation to be produced.



The Contractor shall develop and document the test procedures (and test scripts when external test equipment is used) for each stage of the testing. The
scope of testing shall be agreed between Inmarsat and the Contractor by FDR. Any procedure or script that involves the use of the Inmarsat-4 satellite shall be approved by Inmarsat before the testing is conducted.



Inmarsat shall have the right to approve or request reasonable amendments to
the test documentation at each test phase. The Contractor shall record and report the results from each test stage, including:



| |  |  | Test method.
| | - |  | ------------



| |  |  | Test configuration.
| | - |  | -------------------



| |  |  | Pass/Fail criteria and test results.
| | - |  | ------------------------------------



| |  |  | Conductor of the test.
| | - |  | ----------------------



| |  |  | Comments made regarding the test run.
| | - |  | -------------------------------------



| |  |  | Reason for any failures and references to specific bug reports associated to the failures as raised in the Contractors internal Bug Reporting and Tracking
system.
| | - |  | -------------------------------------------------------------------------------------------------------------------------------------------------------------------



The Contractor shall provide all
test instruments, test tools, facilities, manpower and services necessary to complete the test stages for which they are fully responsible. All stages of testing may be witnessed by Inmarsat representatives. They shall be given full access to the
primary test facilities and have the right to observe testing while it is in progress.



2.    Test Acceptance Criteria



The Contractor shall be responsible for tracking all problems identified during the testing until all items have been resolved. Any problem noted during the testing shall be classified into one of the following three
categories:



Category 1:



| |  |  | A complete failure of a hardware, software, or firmware component making it inoperable.
| | - |  | ---------------------------------------------------------------------------------------



| |  |  | A complete mechanical failure that renders the UTH inoperable in the environmental conditions and operational scenarios defined in the PRSD.
| | - |  | --------------------------------------------------------------------------------------------------------------------------------------------



| |  |  | Loss of critical functionality, severe performance degradation or instability in operation/behaviour.
| | - |  | -----------------------------------------------------------------------------------------------------



| |  |  | Failure to detect report and/or recover from a failure that renders any part of the UT Handset inoperable.
| | - |  | ----------------------------------------------------------------------------------------------------------



Category 2:



| |  |  | The problem relates to a contract requirement (i.e. incorrect) but is not critical to any component function.
| | - |  | -------------------------------------------------------------------------------------------------------------



| |  |  | The problem occurs infrequently and can quickly be recovered by the user by following a remedial procedure.
| | - |  | -----------------------------------------------------------------------------------------------------------



| |  |  | The problem is purely cosmetic (i.e. MMI layout, error message content) in nature and does not impact functionally.
| | - |  | -------------------------------------------------------------------------------------------------------------------



Category 3:



| |  |  | The problem is observed once but is not reproducible by repeating the test.
| | - |  | ---------------------------------------------------------------------------



| |  |  | The problem is isolated to the test procedure and not the UT Handset under test.
| | - |  | --------------------------------------------------------------------------------



At the conclusion of the testing, any remaining Category 1 problems shall prevent Inmarsat approving successful completion
of the testing milestone. Any remaining Category 2 and Category 3 problems shall not prevent Inmarsat from approving successful completion of the testing milestone, provided that the Contractor



18



---

III.    MANAGEMENT REQUIREMENTS (Continued)



submits a satisfactory remedial action plan. In this case, Inmarsat must agree to the action plan before the milestone is deemed completed. Corrective action
can be implemented at tested in a later test stage in order not to impact the overall schedule.



The completion of each testing milestone with no Category 1 problems and agreement on the remedial action and schedule for all Category 2 problems (if
applicable) shall be a prerequisite to commencement later type approval and over-the-air demonstration testing.



The Contractor shall maintain formal configuration control over the testing such that it is possible to repeat the acceptance at a later date if
necessary.



These acceptance criteria shall be applicable to
all formal test campaigns detailed below.



3.    Unit/Module Testing



The Contractor shall perform unit/module level hardware and software testing throughout the UT Handset development process as required by its own standard processes. The Contractor shall submit evidence of unit/component level testing
(hardware, firmware, and software) to Inmarsat, on request.



As an integral part of the UTH, the UTCM shall undergo its own regime of development and integration testing performed by the Contractor.



4.    Factory Acceptance Testing (FAT)



The Contractor shall verify by demonstration that the UT Handset functional performance and operational requirements have been achieved, although external
elements are represented by test equipment selected at the Contractors discretion or possibly by the Lockheed Martin Reference Test Bed. The Contractor shall design the Factory Acceptance Test procedures in order to meet this objective.



The FAT shall be divided in three distinct phases:



| | (1)    UTH | Factory Acceptance Test (Phase 1)HFAT 1
| | ---------- | ----------------------------------------



Phase 1 of the HFAT campaign aims at demonstrating GMR 2+ compliance to ensure, as a minimum, full Satellite Mode voice call including supplementary
services and SMS capabilities.



The UTCM/UTH available at this
stage shall demonstrate basic power management operation to ensure optimum battery power consumption together with full POST (Power On Self Test) and Diagnostics capabilities for subsequent field testing by the Contractor, Inmarsat or a designated
third party. The contractor shall also demonstrate conformance to acoustic decoupling requirements as per 3GPP TS 26.132 Version 7.1.0 (Release 7) (Also ETSI TS 126.132, V7.1.0, 2008-11).



HFAT 1 shall include a radiation test campaign that shall be performed in an
anechoic chamber with and without human phantom in order to demonstrate actual antenna performance.



The UTH at this stage shall provide firmware upgrade facilities at engineering and user levels.



HFAT 1 shall have a duration of 2 weeks.



| | (2)    UTH | Factory Acceptance Test (Phase 2)HFAT 2
| | ---------- | ----------------------------------------



The UT Handset FAT Phase 2 platform shall provide complete compliance with all requirements specified by the PRSD to support a full GSPS service launch.



Additionally, Phase 2 of the HFAT campaign aims at
demonstrating full compliance with all the Operational Scenarios defined in the Operational Scenarios Specification, including (but not limited to) Satellite Mode operation (GMR 2+ voice, SMS, circuit switched data and fax), GSM Mode operation and
Dual Mode operation.



HFAT 2 shall have a duration of 2 weeks.



| | (3)    UTCM | Factory Acceptance Test
| | ----------- | -----------------------



The UTCM FAT campaign comprises additional tests that validate the UTCM requirements that were not verified during the UTH FAT. These shall include, but
not limited to, the following acceptance tests:



| | i) | Maritime environment requirement (IEC 60945vibration only).
| | -- | ------------------------------------------------------------



19



---

III.    MANAGEMENT REQUIREMENTS (Continued)



| | ii) | Capability to provide 2 wire RJ 11 interface; and
| | --- | -------------------------------------------------



| | iii) | Additional AT commands, which will have been mutually agreed between the Contractor and Inmarsat.
| | ---- | -------------------------------------------------------------------------------------------------



The Contractor shall also be responsible to conduct acceptance tests with associated peripheral boards for the particular
solution. For example, if the maritime environment requires additional interfaces via a daughter board, or otherwise, to incorporate either a higher specified oscillator or an external oscillator, the Contractor shall conduct the tests with the
complete solution.



Inmarsat shall approve the FAT plan(s) and
procedures. The Contractor shall hold a Test Readiness Review (TRR) with Inmarsat at least 5 days prior to the commencement of the testing.



Inmarsat representatives shall be involved in witnessing the Factory Acceptance Testing (at the Contractors main work site) and shall determine
whether the UT Handset meets the requirements in this SOW and the PRSD. Inmarsat will nominate one member within the witnessing party to have final responsibility in this regard. The Inmarsat representative will have the authority to instruct that a
test be repeated or fail the entire FAT in the case of excessive failures.



UTCM FAT shall have a duration of 2 weeks.



5.    Interworking Testing and Satellite Acceptance Testing



The Contractor shall conduct informal Interworking tests against the Lockheed Martin Reference Test
Bed (RTB) Valley Forge, Pennsylvania, USA and/or over the air using the I-4 satellite constellation at one of the 3 GSPS Network Gateways1using the UT Handset (or UT Core Module) configuration that is approved for inter-working with the Inmarsat I-4 satellite.



These tests will be run in close coordination with Inmarsat and Lockheed Martin as per the Contractors own internal test plans, which will need to
be agreed with Inmarsat and Lockheed Martin.



This phase will
have two associated formal test campaigns as described below:



| | (1)    Formal | Interworking Testing (IWT)
| | ------------- | --------------------------



The Contractor shall conduct formal tests of the UT Handset against the Lockheed Martin Reference Test Bed (RTB) in Valley Forge, Pennsylvania, USA. The
scope of the testing shall be agreed with Inmarsat, but at a minimum, the Contractor shall demonstrate the following (in accordance with the GMR-2+ specification):



| |  |  | Mobile-originated and mobile-terminated call establishment and circuit-switched voice, SMS, data, and fax transfer
through the communication path in Satellite Mode as specified in the GMR 2+ specifications2.
| | - |  | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



| |  |  | Idle mode operations as specified in the GMR 2+ specifications.
| | - |  | ---------------------------------------------------------------



| |  |  | Supplementary Service interworking as specified in the GMR-2+ and GSM specifications.
| | - |  | -------------------------------------------------------------------------------------



| |  |  | SMS transmission and reception as specified in the GMR-2+ and GSM specifications.
| | - |  | ---------------------------------------------------------------------------------



| |  |  | Adequate objective voice quality between the UT Handset analog interface and coded voice packets at an interface to the Reference Test Bed. Formal subjective
testing (i.e. in accordance with ITU-T Recommendation P.800) is not required.
| | - |  | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------



The Contractor shall hold a Test Readiness Review (TRR) with Inmarsat at least 5 days prior to the commencement of the formal Interworking testing. The
Contractor shall generate an Interworking Test plan, which will need to be approved by Inmarsat as a pre-requisite to commencement of the formal test campaign.



Inmarsat representatives shall be involved in witnessing the formal Interworking Test campaign The Inmarsat representative will have the authority to
instruct that a test be repeated or fail the entire IWT in the case of excessive failures.



Formal Interworking Tests shall have a duration of 2 weeks.





|1 | Nominally, this Gateway is anticipated to be the one installed at Subic Bay Earth Station.
|- | ------------------------------------------------------------------------------------------

|2 | Circuit Switched Data and Fax transfer shall be demonstrated in a second phase after UTH FAT Phase 2 is complete.
|- | -----------------------------------------------------------------------------------------------------------------



20



---

III.    MANAGEMENT REQUIREMENTS (Continued)



| | (2)    Satellite | Acceptance Testing (SAT)
| | ---------------- | ------------------------



The Contractor shall conduct formal Satellite Acceptance Tests using the complete GSPS network infrastructure.



The main objective of the Satellite Acceptance Tests is to provide full
validation of the functionality of the UT Handset using the complete over-the-air communications path (including the I-4 satellite constellation) and demonstrate appropriate stability and reliability of the UT Handset.



Satellite Acceptance
Testing shall be performed at one of the 3 GSPS Gateways3.



Additionally, the Contractor shall perform over-the-air tests at four extra locations within the
coverage of the I-4 satellite serviced by the chosen Gateway4to demonstrate full functionality and performance at different geographical
conditions, principally at low elevation angles.



Formal
Satellite Acceptance Testing (at a GSPS Gateway) and Multi-site testing (at four extra locations) shall have a total duration of 4 weeks.



The Contractor shall hold a Test Readiness Review (TRR) with Inmarsat at least 5 days prior to the commencement of the Satellite Acceptance testing. The
Contractor shall generate a Satellite Acceptance Test plan, which will need to be approved by Inmarsat as a pre-requisite to commencement of the formal test campaign. The Satellite Acceptance Test Plan shall include the testing at the chosen GSPS
Gateway plus the tests to be run at the four additional locations. All UT tests shall be designed to be repeatable with respect to the results obtained.



Inmarsat representatives shall be involved in witnessing the Satellite Acceptance Testing. The Inmarsat representatives at each testing site will have the
authority to instruct that a test be repeated or fail the entire FAT in the case of excessive failures.



6.    Support to pre-Beta and Beta Testing

The Contractor shall deliver
500 pre-production UT Handsets in order to serve Inmarsat-led pre-Beta and Beta test phases as per milestone M10 in Table 7.



The pre-Beta and Beta Test campaign will be divided in two phases to support the launch of the two UT Handset releases defined in this SOW (see
section III.C.4).



| | (1)    Pre-Beta | and Beta Test Phase 1
| | --------------- | ---------------------



Phase 1 of Inmarsats pre-Beta and Beta test campaign aims at demonstrating GMR 2+ compliance to ensure, as a minimum, full Satellite Mode voice call
including supplementary services and SMS capabilities to support the Commercial Service Introduction of Satellite-Mode only GSPS services, defined as CSI Phase 1.



This phase shall commence after successful completion of Satellite Acceptance Testing by the Contractor, i.e. milestone M9 in Table 7
above. on which the CSI Support phase will be entered as described in Section II.A.12 of this SOW.



During this phase, the Contractor shall commit to providing suitable UT Handset test engineering support to all pre-Beta and Beta Phase 1 testing
activities. The Contractors support shall comprise the debug, analysis and problem resolution activities as defined in the CSI Support terms of this contract and under the SLA terms described in Table 2 of Section II.A.12.



The pre-Beta and Beta Test Phase 1 will have a duration of 6 weeks.



| | (2)    Pre-Beta | and Beta Test Phase 2
| | --------------- | ---------------------



Phase 2 of Inmarsats pre-Beta and Beta test campaign aims at demonstrating complete compliance with all requirements specified by the PRSD to
support the Commercial Service Introduction of the full suite of GSPS services, defined as CSI Phase 2.



The Contractor shall provide engineering support to all pre-Beta and Beta Phase 2 testing activities as defined in the Warranty Support terms of this
contract and under the SLA terms described in Table 3 of Section II.A.12.





|3 | Nominally, this Gateway is anticipated to be the CN/GW installed at Subic Bay Earth Station.
|- | --------------------------------------------------------------------------------------------

|4 | As above.
|- | ---------



21



---

III.    MANAGEMENT REQUIREMENTS (Continued)



7.    GSM Type Approval Testing



The Contractor shall be responsible for testing the compliance of the UT
Handset to the GSM standards and obtaining GSM Type Approval as specified by GCF and PTCRB. The Contractor shall provide confirmation of compliance and Type Approval in the form of the Type Approval certificate as well as copies of the conformance
statement and Test Construction File (TCF).



8.    Pre-Production Testing



The approach and degree of pre-production testing shall be determined by the Contractor and shall be based on its established in-house production engineering and manufacturing processes. The Contractor shall produce a
UT Core Module and Handset Production Test Specification (or suitable equivalent) in order to test pre-production UT Core Modules and UT Handsets in-factory. The results of pre-production testing shall be recorded and made available to Inmarsat, on
request.



9.    Final Acceptance



The completion of each testing milestone described above with no Category
1 problems and agreement on the remedial action and schedule for all Category 2 problems (if applicable), as described in Section III.C.2, shall be a prerequisite to Inmarsat granting Final Acceptance of the GSPS UT Handset.



Inmarsat shall grant Final Acceptance after successful completion of Beta
Test Phase 2, milestone M14 in Table 7, according to the acceptance criteria outlined in Section III.C.2.



D.    Engineering and User Training



1.    UT Handset Engineering Training



The Contractor shall provide two UT Handset engineering training courses to engineers from Inmarsat and any Inmarsat designated third party that shall
address:



| |  |  | Overall design of the UT Handset.
| | - |  | ---------------------------------



| |  |  | Protocol stack operation.
| | - |  | -------------------------



| |  |  | MMI, specific software and configuration aspects.
| | - |  | -------------------------------------------------



| |  |  | UT Handset components, applications and their configuration.
| | - |  | ------------------------------------------------------------



| |  |  | UT Handset Operation.
| | - |  | ---------------------



| |  |  | Fault/error codes.
| | - |  | ------------------



| |  |  | Measurements and logging.
| | - |  | -------------------------



| |  |  | Documentation.
| | - |  | --------------



Each UT Handset engineering training course shall support up to 10 attendees and shall be held prior to the start of Beta testing. Inmarsat shall review
and approve the structure of the training before it is held in London, United Kingdom. The Contractor shall be responsible for developing all training materials and shipping them to the training site.



2.    UT Handset User Training



The Contractor shall provide two UT Handset user training courses that shall
address:



| |  |  | UT Handset product definition and operation.
| | - |  | --------------------------------------------



| |  |  | UTTE configuration arrangements (if any).
| | - |  | ------------------------------------------



| |  |  | Supported services and applications.
| | - |  | ------------------------------------



| |  |  | User operation and error handling.
| | - |  | ----------------------------------



| |  |  | Presentation of the user documentation.
| | - |  | ---------------------------------------



Each UT Handset user training course shall support up to 10 attendees and shall be held prior to the start of Beta testing. Inmarsat shall review and
approve the structure of the training before it is held in London, United Kingdom. The Contractor shall be responsible for developing all training materials and shipping them to the training site.



22



---

III.    MANAGEMENT REQUIREMENTS (Continued)



E.    Documentation



The Contractor shall deliver to Inmarsat all common management documentation listed in Table 9. The Contractor shall also
deliver to Inmarsat all technical documentation listed in Section II.B. Document delivery shall be in accordance with the specified schedule.



The delivery of documentation (draft versions) shall comprise an electronic version of each file, delivered via e-mail or CD ROM, as appropriate.



The delivery of documentation (final versions) shall comprise
at least one hard copy of each report and an electronic version of each file, delivered via e-mail or CD ROM, as appropriate.



At the end of the project, the Contractor shall prepare and deliver a CD ROM containing the final version of each deliverable document.



All deliverable documents shall be written in English, shall be produced
using Microsoft Word, and shall be delivered (electronically) in both the Microsoft Word and Adobe Acrobat PDF formats.



The Contractors CMP shall refer to the documentation standard and control procedure and shall be approved by Inmarsat before use. All documentation
shall be retained under formal document configuration control.



Table 9. Common Document Deliverables



|     |  |                                            |  |                      
|---- |  | ------------------------------------------ |  | ---------------------
|No.  |  | Document                                   |  | RequiredDelivery Date
|DC-1 |  | Project Management Plan (PMP)              |  | KOR                  
|DC-2 |  | Risk Management Plan (RMP)                 |  | KOR                  
|DC-3 |  | Quality Assurance Plan (QAP)               |  | KOR                  
|DC-4 |  | Configuration Management Plan (CMP)        |  | KOR                  
|N/A  |  | Monthly Status Reports and Meeting Minutes |  | (monthly)            



IV.    GMR-2+
SPECIFICATIONS CHANGE CONTROL BOARD (SCCB)



A.    Purpose and Scope



The SCCB shall be the highest configuration control authority for the GMR-2+ Specifications. It shall be responsible for:



| |  |  | Managing changes to the GMR-2+ Specifications
| | - |  | ---------------------------------------------



| |  |  | Evaluating the potential contractual impact of changes to the GMR-2+ Specifications
| | - |  | -----------------------------------------------------------------------------------



| |  |  | Establishing that changes to the GMR-2+ Specifications are warranted and necessary to ensure successful operation of the GSPS system, and
| | - |  | -----------------------------------------------------------------------------------------------------------------------------------------



| |  |  | Formally approving the implementation of such changes and, if applicable, initiating the corresponding Contract Change procedure.
| | - |  | ---------------------------------------------------------------------------------------------------------------------------------



The SCCB shall remain effective until the work described in this SOW is
completed.



B.    Roles and Responsibilities



The SCCB shall be composed of a Chairperson,
Administrator, and technical representatives from Inmarsat, Lockheed Martin, and the Contractor.



An Inmarsat employee shall serve the role of SCCB Chairperson. The SCCB Chairperson shall be responsible for the following:



| |  |  | Establishing and chairing the SCCB.
| | - |  | -----------------------------------



| |  |  | Approving Request for Change (RFC) items placed on the SCCB agenda for review.
| | - |  | ------------------------------------------------------------------------------



| |  |  | Setting the SCCB meeting schedule, agenda, and attendees.
| | - |  | ---------------------------------------------------------



| |  |  | Approving issuance and closure of all SCCB action items and the SCCB meeting minutes.
| | - |  | -------------------------------------------------------------------------------------



| |  |  | Establishing the SCCB position on each item reviewed by the SCCB; and
| | - |  | ---------------------------------------------------------------------



| |  |  | Directing SCCB disposition through formal Contract Change Note, if applicable.
| | - |  | ------------------------------------------------------------------------------



The SCCB Chairperson shall be assisted by the SCCB Administrator. A Lockheed Martin employee shall serve the role of SCCB
Administrator.



23



---

IV.    GMR-2+ SPECIFICATIONS CHANGE CONTROL BOARD (SCCB) (Continued)



The technical representatives from the Contractor and Lockheed Martin shall be responsible for
determining if changes to the GMR-2+ Specifications have an impact on their respective contractual work under this and other related, but independent Statements of Work.



C.    Procedures



The SCCB shall convene at the request of either Inmarsat, Lockheed Martin or the Contractor to evaluate recommended changes to the GMR-2+ Specifications.
The request to convene, along with the corresponding Request for Change (RFC) items shall be submitted to all parties by the SCCB Member requesting the meeting.



A standard form or electronic system shall be used to prepare and submit RFC items. The Request for Change (RFC) shall
contain, in addition to a technical description of the change to the GMR-2+ specifications itself, an assessment of the cost impact, schedule impact, requirements impact, materials impact (with or without resale, reuse, or salvage), effect if the
RFC is rejected, and the date/milestone by which the SCCB must make a decision on the disposition of the RFC.



The SCCB Administrator shall coordinate with SCCB Members to schedule a board review date.



SCCB Members shall have one week to review a RFC item. SCCB Members shall provide written comments to the RFC Author within
three (3) days of submittal. The SCCB meeting shall be deferred if submitted material is not reviewed by SCCB Members. The RFC Author shall provide a coordinated response to all comments prior to the scheduled SCCB meeting.



The RFC Author will present the RFC to the SCCB at the board review meeting.



The SCCB shall accept or reject each submitted RFC item,
based on a consideration of the technical need for the changes to the specification and the corresponding impact on contractual baselines.



If a RFC item is rejected, the corresponding changes shall not be incorporated into the next release of the GMR-2+ Specifications. The RFC Author may find
an alternative technical solution and resubmit a new RFC at a later date.



If a RFC item is accepted, the corresponding changes shall be incorporated into the next release of the GMR-2+ Specifications. If EMS and/or Lockheed Martin determine that the changes required by a RFC that has been
approved by the SCCB have a significant impact on the cost and/or schedule of the associated Contract, then the SCCB shall generate the corresponding Contract Change Note in accordance with the procedures established in the Terms and Conditions of
the Contract.



The SCCB Administrator will prepare minutes and
actions, and submit to all SCCB Members for review prior.



While a RFC is under consideration by the SCCB, the work described in this SOW shall continue as if no change has occurred.



Decisions made by the SCCB shall be considered final and all approved RFC items shall be implemented by the Contractor. In the case where a RFC item has a
contractual impact on cost and/or schedule, then the Contractor shall implement the RFC item once the corresponding Contract Change procedure is completed.



24