CONTINUATION SHEET 

REFERENCE NO. OF DOCUMENT BEING CONTINUED 

80MSFC20C0034P00017 

Page 2 of 9 

NAME OF OFFEROR OR CONTRACTOR SPACEX 

ITEM NO. 

(A) 

SUPPLIES/SERVICES 

(B) 

QUANTITY 

(C) 

UNIT 

(D) 

UNIT PRICE 

(E) 

AMOUNT 

(F) 

The purpose of this Modification P00017 is

to incorporate an updated Contract

Attachment J-05 Milestone Acceptance

Criteria and Payment Schedule.The update is

based upon delays in award and performance

due to the Government Accountability Office

(GAO) and Court of Federal Claims (COFC)

Protests. Based upon the schedule update,

the period of performance of the contract is

hereby extended from 2/28/2025 to 7/27/2025.

As a result of this modification, the

following contract terms and conditions and

Section J Attachments are changed as noted

below.

Section B:

MSFC Clause 52.216-92 Matrix of CLINs (OCT

2017) is hereby changed to reflect the

updated period of performance for CLINs 005,

008 & 009.

Section F:

MSFC Clause 52.211-94 (MAY 2017) Period of

Performance is hereby changed from 2/28/2025

to 7/27/2025.

The following Section J attachment is

replaced in it's entirety:

J-05 Milestone Acceptance Criteria and

Payment Schedule

All other terms and conditions remain

unchanged and in full force and effect.

Payment Terms: Net 30 days

FOB: Destination

OPTIONAL FORM 336 (4-86) 

Sponsored by GSA FAR (48 CFR) 53.110 
CLIN DESCRIPTION VALUE OPTION STATUS

001 Base: 2024 HLS Design 

and Development – Period 

of Performance: ATP – 

02/28/2025

(b) (4) N/A

002 Base: 2026 HLS Design – Period 

of Performance: ATP – 02/28/2025

$1 N/A

003 Base: IDIQ for 2024 Long Lead 

Items – Ordering Period: ATP 

– 02/28/2025

$1 N/A

004 Base: IDIQ for Special Studies 

– Ordering Period: ATP –

02/28/2025

(b) (4) N/A

005 Option A: 2024 HLS DDT&E and 

Demonstration Mission – Period 

of Performance: ATP – 7/27/2025

(b) (4) Exercised 

80MSFC20C0034 P00017

Content may include, but is not limited to: mission specific requirements, integration, evaluation 

of HLS use cases, extensibility studies of HLS technology, ground and flight interface definition, 

HLS emulator definition/specifications, trade studies, and capability assessments. The 

Government may order IDIQ services at any time after contract start in accordance with the 

procedures set forth in NFS Clause 1852.216-80, “Task Ordering Procedures,” Clause 52.216-

18, “Ordering,” and Clause 52.216-19, “Order Limitations,” of this contract. In performing these 

services, the contractor shall provide all required necessary labor, materials, travel, and ODCs as 

delineated in the individual Task Order proposals based on the rates delineated in Attachment J13, IDIQ Fully-Burdened Labor Rates. 

(End of clause) 

MSFC 52.216-92 MATRIX OF CONTRACT LINE ITEMS (CLINs) (OCT 2017) 

The current total contract value is as specified below. To separately track the components of the 

value, separate CLINs have been established as follows: 

B-1
006 RESERVED $1 Not Exercised

007 RESERVED $1 Not Exercised

008 Option A: IDIQ Special Studies 

IDIQ – Ordering Period: 7/30/2021 – 

7/27/2025

$10,000 Exercised

009 Option A: Docking System – 

Period of Performance: 

7/30/2021 – 7/27/2025

$1 Exercised

010 Option A: Sustaining Requirements 

and Preliminary Design – Period of 

Performance:7/30/2021 + 

 23 months 

(b) (4) Exercised

Total Value of Base and All 

Exercised Options 

$3,031,455,921.24 

80MSFC20C0034 P00017

(End of Clause) 

MSFC 52.227-91 DATA REQUIREMENTS (JUN 2017) 

(a) The contractor shall furnish all data identified and described in the data requirements list

(DRL) of the data procurement document (DPD) which is attached to this contract. All

expenses associated therewith are included in the estimated cost or firm fixed price of this

contract, or any associated task orders if applicable.

(b) The Government reserves the right to delay the delivery of any or all data requirements

descriptions (DRDs) specified in the DRL and such right may be exercised at no increase to

the estimated cost or firm fixed price of this contract or any associated task orders.

(c) Nothing contained in this clause shall relieve the contractor from delivering data that is not

identified and described in the DRL/DPD, but required under another section of this contract.

(d) To the extent that data required to be delivered under a DRD is also required to be delivered

under another section of the contract, the requirements established by both the DRD and such

B-1
80MSFC20C0034 P00017

SECTION F - DELIVERIES OR PERFORMANCE 

52.242-15 STOP-WORK ORDER (AUG 1989) 

MSFC 52.211-94 PERIOD OF PERFORMANCE (MAY 2017) 

The period of performance for this contract is from 05/13/2020 through 07/27/2025. 

(End of clause) 

MSFC 52.237-91 PLACE OF PERFORMANCE (JUL 2018) 

The Contractor shall perform the work under this contract at contractor’s facility, subcontractor 

facilities and NASA centers with approved GTAs, and at such other locations as may be 

approved in writing by the Contracting Officer. 

(End of clause) 

F-1
Human Landing System (HLS) 

Option~A 

Attachment J-5 

Milestone Acceptance Criteria and 

Payment Schedule 

Attachment J-5 - Milestone Acceptance Criteria and Payment Schedule 

J-5-1 
(b) (4)
(b) (4)
(b) (4)