Exhibit








Exhibit 10.1
[***] indicates certain identified information has been excluded because it is both (a) not material and (b) would be competitively harmful if publicly disclosed.
CHANGE ORDER 
East Jetty Cooldown Line & Simultaneous Ship Loading
	
		
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility


OWNER:  Corpus Christi Liquefaction, LLC


CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.


DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00024


DATE OF CHANGE ORDER: January 6, 2020








The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 


		
	1.
	Pursuant to Article 6.1 of the Agreement (Change Orders Requested by Owner), Parties agree this Change Order includes the East Jetty Cooldown Line & Simultaneous Ship Loading Modifications requested by Owner to include in Contractor’s Scope of Work as detailed in Exhibit 4 of this Change Order.




		
	2.
	The summary cost breakdown for the total Scope of Work of this Change Order is detailed in Exhibit 1 of this Change Order.




		
	3.
	The detailed cost breakdown for the Scope of Work of this Change Order is provided in Exhibit 3 of this Change Order.




		
	4.
	Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.






Adjustment to Contract Price
	
				
	The original Contract Price was.........................................................................................................................
	$
	2,360,000,000
	


	Net change by previously authorized Change Orders (00001-00023)...............................................................
	$
	35,690,192
	


	The Contract Price prior to this Change Order was...........................................................................................
	$
	2,395,690,192
	


	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]
	


	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]
	


	The new Contract Price including this Change Order will be...........................................................................
	$
	2,395,820,919
	







Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was...................................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00023)...............................................................
	$
	[***]

	The Aggregate Equipment Price prior to this Change Order was......................................................................
	$
	[***]

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]

	The new Aggregate Equipment Price including this Change Order will be .....................................................
	$
	[***]






Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price was..........................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00023)...............................................................
	$
	[***]

	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................
	$
	[***]

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]

	The new Aggregate Labor and Skills Price including this Change Order will be.............................................
	$
	[***]

















Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was....................................................................................................
	$
	295,549,906
	


	Net change by previously authorized Change Orders (00001-00023)...............................................................
	$
	(18,272,757
	)

	The Aggregate Provisional Sum prior to this Change Order was......................................................................
	$
	277,277,149
	


	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................
	$
	—
	


	The new Aggregate Provisional Sum including this Change Order will be......................................................
	$
	277,277,149
	







Adjustment to dates in Project Schedule


The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A


Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A


Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order. 


Adjustment to Minimum Acceptance Criteria: N/A


Adjustment to Performance Guarantees: N/A


Adjustment to Design Basis: Yes. See Exhibit 4 of this Change Order for revised Scope of Work.


Other adjustments to liability or obligation of Contractor or Owner under the Agreement:


Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials: 
/s/ BT    Contractor  /s/ DC  Owner


[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner


Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 


	
			
	/s/ David Craft
	 
	/s/ Bhupesh Thakkar

	Owner
	 
	Contractor

	David Craft
	 
	Bhupesh Thakkar

	Name
	 
	Name

	SVP, E&C
	 
	Senior Project Manager

	Title
	 
	Title

	January 7, 2020
	 
	January 6, 2020

	Date of Signing
	 
	Date of Signing















CHANGE ORDER 
East Jetty Manual Gas Sampler 
	
		
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility


OWNER:  Corpus Christi Liquefaction, LLC


CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.


DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00025


DATE OF CHANGE ORDER: January 7, 2020








The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 


		
	1.
	Pursuant to Article 6.1 of the Agreement (Change Orders Requested by Owner), Parties agree this Change Order includes the revised scope of work associated with the East Jetty Manual Gas Sampler System, which is further detailed in Exhibit 4 of this Change Order.




		
	2.
	The summary cost breakdown for the total Scope of Work of this Change Order is detailed in Exhibit 1 of this Change Order.




		
	3.
	The detailed cost breakdown for the Scope of Work of this Change Order is provided in Exhibit 3 of this Change Order.




		
	4.
	Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.






Adjustment to Contract Price
	
				
	The original Contract Price was.........................................................................................................................
	$
	2,360,000,000
	


	Net change by previously authorized Change Orders (00001-00024)...............................................................
	$
	35,820,919
	


	The Contract Price prior to this Change Order was...........................................................................................
	$
	2,395,820,919
	


	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]
	


	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]
	


	The new Contract Price including this Change Order will be...........................................................................
	$
	2,396,661,231
	







Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was...................................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00024)...............................................................
	$
	[***]

	The Aggregate Equipment Price prior to this Change Order was......................................................................
	$
	[***]

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]

	The new Aggregate Equipment Price including this Change Order will be .....................................................
	$
	[***]






Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price  was..........................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00024)...............................................................
	$
	[***]

	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................
	$
	[***]

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]

	The new Aggregate Labor and Skills Price including this Change Order will be.............................................
	$
	[***]

















Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was....................................................................................................
	$
	295,549,906
	


	Net change by previously authorized Change Orders (00001-00024)...............................................................
	$
	(18,272,757
	)

	The Aggregate Provisional Sum prior to this Change Order was......................................................................
	$
	277,277,149
	


	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................
	$
	—
	


	The new Aggregate Provisional Sum including this Change Order will be......................................................
	$
	277,277,149
	







Adjustment to dates in Project Schedule


The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A


Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A


Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order. 


Adjustment to Minimum Acceptance Criteria: N/A


Adjustment to Performance Guarantees: N/A


Adjustment to Design Basis: Yes. See Exhibit 4 of this Change Order for revised Scope of Work.


Other adjustments to liability or obligation of Contractor or Owner under the Agreement:


Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials: 
/s/ BT    Contractor  /s/ DC  Owner


[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner


Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 




	
			
	/s/ David Craft
	 
	/s/ Bhupesh Thakkar

	Owner
	 
	Contractor

	David Craft
	 
	Bhupesh Thakkar

	Name
	 
	Name

	SVP, Engineering and Construction
	 
	Cheniere Program Manager

	Title
	 
	Title

	January 16, 2020
	 
	January 8, 2020

	Date of Signing
	 
	Date of Signing















CHANGE ORDER 
Study for Adding Valve Actuator for E-W Jetty Flow Segregation
	
		
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility


OWNER:  Corpus Christi Liquefaction, LLC


CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.


DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00026


DATE OF CHANGE ORDER: January 8, 2020








The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 


		
	1.
	Pursuant to Article 6.1 of the Agreement (Change Orders Requested by Owner), Parties agree this Change Order includes Contractor’s costs to perform a study to analyze the effects of adding valve actuators to support East-West Jetty flow segregation. 




This Change Order is limited to the study, which includes: (i) Model review and Conference Notes, and (ii) Contractor’s engineering assessment report with summarized results / findings and recommendations to Owner. 


Any costs associated with detailed engineering, procurement and construction are excluded from this Change Order and will be captured via a separate Change Order based on the recommendations of the study and final decision by Owner.


		
	2.
	The summary cost breakdown for the total Scope of Work of this Change Order is detailed in Exhibit 1 of this Change Order.




		
	3.
	The detailed cost breakdown for the Scope of Work of this Change Order is provided in Exhibit 3 of this Change Order.




		
	4.
	Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.






Adjustment to Contract Price
	
				
	The original Contract Price was.........................................................................................................................
	$
	2,360,000,000
	


	Net change by previously authorized Change Orders (00001-00025)...............................................................
	$
	36,661,231
	


	The Contract Price prior to this Change Order was...........................................................................................
	$
	2,396,661,231
	


	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]
	


	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]
	


	The new Contract Price including this Change Order will be...........................................................................
	$
	2,396,791,325
	







Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was...................................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00025)...............................................................
	$
	[***]

	The Aggregate Equipment Price prior to this Change Order was......................................................................
	$
	[***]

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]

	The new Aggregate Equipment Price including this Change Order will be .....................................................
	$
	[***]






Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price was..........................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00025)...............................................................
	$
	[***]

	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................
	$
	[***]

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]

	The new Aggregate Labor and Skills Price including this Change Order will be.............................................
	$
	[***]

















Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was....................................................................................................
	$
	295,549,906
	


	Net change by previously authorized Change Orders (00001-00025)...............................................................
	$
	(18,272,757
	)

	The Aggregate Provisional Sum prior to this Change Order was......................................................................
	$
	277,277,149
	


	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................
	$
	—
	


	The new Aggregate Provisional Sum including this Change Order will be......................................................
	$
	277,277,149
	







Adjustment to dates in Project Schedule


The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A


Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A


Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order. 


Adjustment to Minimum Acceptance Criteria: N/A


Adjustment to Performance Guarantees: N/A


Adjustment to Design Basis: No. Study Only


Other adjustments to liability or obligation of Contractor or Owner under the Agreement:


Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials: 
/s/ BT    Contractor  /s/ DC  Owner


[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner


Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 


	
			
	/s/ David Craft
	 
	/s/ Bhupesh Thakkar

	Owner
	 
	Contractor

	David Craft
	 
	Bhupesh Thakkar

	Name
	 
	Name

	SVP, Engineering & Construction
	 
	Cheniere Program Manager

	Title
	 
	Title

	January 16, 2020
	 
	January 8, 2020

	Date of Signing
	 
	Date of Signing















CHANGE ORDER 
Tank B Isolation of Proposed Fourth In-Tank LNG Pump - Long Lead Items
	
		
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility


OWNER:  Corpus Christi Liquefaction, LLC


CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.


DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00027


DATE OF CHANGE ORDER: January 8, 2020








The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 


		
	1.
	Pursuant to Article 6.1 of the Agreement (Change Orders Requested by Owner), Parties agree this Change Order includes Contractor’s costs to engineer and procure long lead items to facilitate Tank B isolation and future installation of a proposed fourth in-tank LNG pump (2,000 m3/hr) by Owner (post Transfer, Care, Custody and Control (“TCCC”) of Tank B to Owner).




This Change Order is limited to the engineering and procurement only. Once the long lead items arrive to the Jobsite, Owner shall be responsible for preservation and future installation post TCCC.


		
	2.
	The summary cost breakdown for the total Scope of Work of this Change Order is detailed in Exhibit 1 of this Change Order.




		
	3.
	The detailed cost breakdown for the Scope of Work of this Change Order is provided in Exhibit 3 of this Change Order.




		
	4.
	Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.






Adjustment to Contract Price
	
				
	The original Contract Price was.........................................................................................................................
	$
	2,360,000,000
	


	Net change by previously authorized Change Orders (00001-00026)...............................................................
	$
	36,791,325
	


	The Contract Price prior to this Change Order was...........................................................................................
	$
	2,396,791,325
	


	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]
	


	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]
	


	The new Contract Price including this Change Order will be...........................................................................
	$
	2,396,969,559
	







Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was...................................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00026)...............................................................
	$
	[***]

	The Aggregate Equipment Price prior to this Change Order was......................................................................
	$
	[***]

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]

	The new Aggregate Equipment Price including this Change Order will be .....................................................
	$
	[***]






Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price was..........................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00026)...............................................................
	$
	[***]

	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................
	$
	[***]

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]

	The new Aggregate Labor and Skills Price including this Change Order will be.............................................
	$
	[***]

















Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was....................................................................................................
	$
	295,549,906
	


	Net change by previously authorized Change Orders (00001-00026)...............................................................
	$
	(18,272,757
	)

	The Aggregate Provisional Sum prior to this Change Order was......................................................................
	$
	277,277,149
	


	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................
	$
	—
	


	The new Aggregate Provisional Sum including this Change Order will be......................................................
	$
	277,277,149
	







Adjustment to dates in Project Schedule


The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A


Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A


Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order. 


Adjustment to Minimum Acceptance Criteria: N/A


Adjustment to Performance Guarantees: N/A


Adjustment to Design Basis: N/A


Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A


Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials: 
/s/ BT    Contractor  /s/ DC  Owner


[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner


Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 




	
			
	/s/ David Craft
	 
	/s/ Bhupesh Thakkar

	Owner
	 
	Contractor

	David Craft
	 
	Bhupesh Thakkar

	Name
	 
	Name

	SVP, Engineering & Construction
	 
	Cheniere Program Manager

	Title
	 
	Title

	January 28, 2020
	 
	January 13, 2020

	Date of Signing
	 
	Date of Signing















CHANGE ORDER 
Tank B Rundown Line (Part 1)
	
		
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility


OWNER:  Corpus Christi Liquefaction, LLC


CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.


DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00028


DATE OF CHANGE ORDER: January 31, 2020








The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 


		
	1.
	Pursuant to Article 6.1 of the Agreement (Change Orders Requested by Owner), Parties agree this Change Order includes Contractor’s costs to engineer, procure and construct a new Tank B Rundown Line (Part 1) as further described in the Scope of Work in Exhibit 4 of this Change Order.




		
	2.
	The summary cost breakdown for the total Scope of Work of this Change Order is detailed in Exhibit 1 of this Change Order.




		
	3.
	The detailed cost breakdown for the Scope of Work of this Change Order is provided in Exhibit 3 of this Change Order.




		
	4.
	Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.






Adjustment to Contract Price
	
				
	The original Contract Price was.........................................................................................................................
	$
	2,360,000,000
	


	Net change by previously authorized Change Orders (00001-00027)...............................................................
	$
	36,969,559
	


	The Contract Price prior to this Change Order was...........................................................................................
	$
	2,396,969,559
	


	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]
	


	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]
	


	The new Contract Price including this Change Order will be...........................................................................
	$
	2,402,455,474
	







Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was...................................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00027)...............................................................
	$
	[***]

	The Aggregate Equipment Price prior to this Change Order was......................................................................
	$
	[***]

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]

	The new Aggregate Equipment Price including this Change Order will be .....................................................
	$
	[***]






Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price was..........................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00027)...............................................................
	$
	[***]

	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................
	$
	[***]

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]

	The new Aggregate Labor and Skills Price including this Change Order will be.............................................
	$
	[***]

















Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was....................................................................................................
	$
	295,549,906
	


	Net change by previously authorized Change Orders (00001-00027)...............................................................
	$
	(18,272,757
	)

	The Aggregate Provisional Sum prior to this Change Order was......................................................................
	$
	277,277,149
	


	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................
	$
	—
	


	The new Aggregate Provisional Sum including this Change Order will be......................................................
	$
	277,277,149
	







Adjustment to dates in Project Schedule


The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A


Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A


Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order. 


Adjustment to Minimum Acceptance Criteria: N/A


Adjustment to Performance Guarantees: N/A


Adjustment to Design Basis: Yes. See Exhibit 4 of this Change Order.


Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A


Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials: 
/s/ BT    Contractor  /s/ DC  Owner


[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner


Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 




	
			
	/s/ David Craft
	 
	/s/ Bhupesh Thakkar

	Owner
	 
	Contractor

	David Craft
	 
	Bhupesh Thakkar

	Name
	 
	Name

	SVP, Engineering & Construction
	 
	Cheniere Program Manager

	Title
	 
	Title

	February 14, 2020
	 
	February 4, 2020

	Date of Signing
	 
	Date of Signing















CHANGE ORDER 
9% Nickel and Cryogenic Rebar Provisional Sum Closeout
	
		
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility


OWNER:  Corpus Christi Liquefaction, LLC


CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.


DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00029


DATE OF CHANGE ORDER: February 18, 2020








The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 


		
	1.
	Pursuant to the instructions in Section 2.1 of Attachment EE, Schedule EE-2 of the Agreement, the Parties agree this Change Order amends the 9% Nickel and Cryogenic-Rebar Provisional Sum amount to the actual cost incurred by Contractor.




		
	2.
	The original value of the 9% Nickel and Cryogenic-Rebar Provisional Sum in Section 2.1 of Attachment EE, Schedule EE-2 of the Agreement was [***]. The conversion of the Currency Provisional Sum via Change Order No. CO-00004, dated May 29, 2018 increased the 9% Nickel and Cryogenic-Rebar Provisional Sum by [***] to the value of [***].




		
	3.
	The 9% Nickel and Cryogenic-Rebar Provisional Sum is hereby increased by [***] and the new value as amended by this Change Order shall be [***].




		
	4.
	Pursuant to instructions in Section 2.1 of Attachment EE, Schedule EE-1 of the Agreement, Exhibit 3 to this Change Order demonstrates the calculation of the actual 9% Nickel and Cryogenic-Rebar costs in the Agreement. The cost summary for this Change Order is provided in Exhibit 1 of this Change Order.




		
	5.
	Schedule C-3 (Aggregate Equipment Price Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone listed in Exhibit 2 of this Change Order.






Adjustment to Contract Price
	
				
	The original Contract Price was.........................................................................................................................
	$
	2,360,000,000
	


	Net change by previously authorized Change Orders (00001-00028)...............................................................
	$
	42,455,474
	


	The Contract Price prior to this Change Order was...........................................................................................
	$
	2,402,455,474
	


	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]
	


	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]
	


	The new Contract Price including this Change Order will be...........................................................................
	$
	2,405,026,925
	







Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was...................................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00028)...............................................................
	$
	[***]

	The Aggregate Equipment Price prior to this Change Order was......................................................................
	$
	[***]

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]

	The new Aggregate Equipment Price including this Change Order will be .....................................................
	$
	[***]






Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price was..........................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00028)...............................................................
	$
	[***]

	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................
	$
	[***]

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]

	The new Aggregate Labor and Skills Price including this Change Order will be.............................................
	$
	[***]

















Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was....................................................................................................
	$
	295,549,906
	


	Net change by previously authorized Change Orders (00001-00028)...............................................................
	$
	(18,272,757
	)

	The Aggregate Provisional Sum prior to this Change Order was......................................................................
	$
	277,277,149
	


	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................
	$
	2,571,451
	


	The new Aggregate Provisional Sum including this Change Order will be......................................................
	$
	279,848,600
	







Adjustment to dates in Project Schedule


The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A


Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A


Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order. 


Adjustment to Minimum Acceptance Criteria: N/A


Adjustment to Performance Guarantees: N/A


Adjustment to Design Basis: N/A


Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A


Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials: 
/s/ BT    Contractor  /s/ DC  Owner


[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner


Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 








	
			
	/s/ David Craft
	 
	/s/ Bhupesh Thakkar

	Owner
	 
	Contractor

	David Craft
	 
	Bhupesh Thakkar

	Name
	 
	Name

	SVP, Engineering & Construction
	 
	Cheniere Program Manager

	Title
	 
	Title

	February 24, 2020
	 
	February 18, 2020

	Date of Signing
	 
	Date of Signing















CHANGE ORDER 
Additional Valve for Isolation in CCL Stage 2 to CCL Stage 3 from Tank B
	
		
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility


OWNER:  Corpus Christi Liquefaction, LLC


CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.


DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00030


DATE OF CHANGE ORDER: February 18, 2020








The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 


		
	1.
	Pursuant to Article 6.1 of the Agreement (Change Orders Requested by Owner), Parties agree this Change Order includes Contractor’s costs to engineer and procure an additional 3-inch globe valve (Part No. PVVLT93FPC06) for isolating CCL Stage 2 to facilitate cooldown to CCL Stage 3 from LNG Tank B as reflected in Design Change Notice (DECN) No. 25959-100-M6N-DK-00066, Rev. 002 for this Change Order, dated 5 December 2019.




		
	2.
	The summary cost breakdown for the total Scope of Work of this Change Order is detailed in Exhibit 1 of this Change Order.




		
	3.
	The detailed cost breakdown for the Scope of Work of this Change Order is provided in Exhibit 3 of this Change Order.




		
	4.
	Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.






Adjustment to Contract Price
	
				
	The original Contract Price was.........................................................................................................................
	$
	2,360,000,000
	


	Net change by previously authorized Change Orders (00001-00029)...............................................................
	$
	45,026,925
	


	The Contract Price prior to this Change Order was...........................................................................................
	$
	2,405,026,925
	


	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]
	


	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]
	


	The new Contract Price including this Change Order will be...........................................................................
	$
	2,405,037,263
	







Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was...................................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00029)...............................................................
	$
	[***]

	The Aggregate Equipment Price prior to this Change Order was......................................................................
	$
	[***]

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]

	The new Aggregate Equipment Price including this Change Order will be .....................................................
	$
	[***]






Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price was..........................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00029)...............................................................
	$
	[***]

	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................
	$
	[***]

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]

	The new Aggregate Labor and Skills Price including this Change Order will be.............................................
	$
	[***]

















Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was....................................................................................................
	$
	295,549,906
	


	Net change by previously authorized Change Orders (00001-00029)...............................................................
	$
	(15,701,306
	)

	The Aggregate Provisional Sum prior to this Change Order was......................................................................
	$
	279,848,600
	


	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................
	$
	—
	


	The new Aggregate Provisional Sum including this Change Order will be......................................................
	$
	279,848,600
	







Adjustment to dates in Project Schedule


The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A


Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A


Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order. 


Adjustment to Minimum Acceptance Criteria: N/A


Adjustment to Performance Guarantees: N/A


Adjustment to Design Basis: Yes. See DECN No. No. 25959-100-M6N-DK-00066, Rev. 002  


Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A


Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials: 
/s/ BT    Contractor  /s/ DC  Owner


[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner


Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 




	
			
	/s/ David Craft
	 
	/s/ Bhupesh Thakkar

	Owner
	 
	Contractor

	David Craft
	 
	Bhupesh Thakkar

	Name
	 
	Name

	SVP, E&C
	 
	Cheniere Program Manager

	Title
	 
	Title

	February 21, 2020
	 
	February 18, 2020

	Date of Signing
	 
	Date of Signing