Exhibit 10.44


 


Pursuant to 17 C.F.R. § 240.24b-2, confidential information (indicated
by [***]) has been omitted and has been filed separately with the Securities
and Exchange Commission pursuant to a Confidential Treatment Application filed
with the Commission.


 


Document
A121TMCMc – 2003 and AGC


 


Document 565


 


Standard Form of
Agreement Between Owner and Construction Manager


where the Construction Manager is Also
the Constructor


 


AGREEMENT


made
as of the fifteenth day of February in the year of Two Thousand and Seven 

(In words, indicate day, month and year)


 


BETWEEN the Owner:
 (Name and address)


 


United
Therapeutics Corporation


1110
Spring Street


Silver
Spring, MD 20910


 


and
the Construction Manager:


(Paragraphs deleted)


The
Whiting-Turner Contracting Company

300 East Joppa Rd.


Baltimore,
MD 21286


 


The Project is:


 


Construction
of a new Class A headquarters building for use as office space and fill-finish
facilities, containing approximately 90,000 square feet, and ancillary
facilities located in Silver Spring, Maryland, as more fully described on Exhibit A
attached hereto.


 


The
Architect is:


 


Schick
Goldstein Architects, P.C.


1506
19th Street, N.W.


Washington,
DC 20036


 


The
Fill/Finish A/E is:


(Paragraphs deleted)


IPS
Integrated Project Services, Inc.


2001
Joshua Road


Lafayette
Hill, PA 19444


 


The
Owner and Construction Manager agree as set forth below:


 


ADDITIONS AND DELETIONS:


The
author of this document has added information needed for its completion. The
author may also have revised the text of the original AIA standard form. An Additions and Deletions Report that notes
added information as well as revisions to the standard form text is available
from the author and should be reviewed. A vertical line in the left margin of
this document indicates where the author has added necessary information and
where the author has added to or deleted from the original AIA text.


 


This
document has important legal consequences. Consultation with an attorney is
encouraged with respect to its completion or modification.


 


The
1997 Edition of AIA Document A201, General Conditions of the Contract for
Construction, is referred to herein. This Agreement requires modification if
other general conditions are utilized.


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


1

















 


TABLE OF CONTENTS


ARTICLE 1 GENERAL PROVISIONS


§ 1.1 Relationship
of the Parties


§ 1.2 General
Conditions


 


ARTICLE 2 CONSTRUCTION MANAGER’S
RESPONSIBILITIES

§ 2.1 Preconstruction
Phase


§ 2.2 Guaranteed
Maximum Price Proposal and Contract Time


§ 2.3 Construction
Phase


§ 2.4 Professional
Services


§ 2.5 Hazardous
Materials


 


ARTICLE 3 OWNER’S RESPONSIBILITIES

§ 3.1 Information and
Services


§ 3.2 Owner’s
Designated Representative


§ 3.3 Architect


§ 3.4 Legal
Requirements


 


ARTICLE 4 COMPENSATION AND PAYMENTS
FOR PRECONSTRUCTION PHASE SERVICES


§ 4.1 Compensation


§ 4.2 Payments


 


ARTICLE 5 COMPENSATION FOR CONSTRUCTION PHASE SERVICES


§ 5.1 Compensation


§ 5.2 Guaranteed
Maximum Price


§ 5.3 Changes
in the Work


 


ARTICLE 6 COST OF THE WORK FOR CONSTRUCTION PHASE


§ 6.1 Costs
to Be Reimbursed


§ 6.2 Costs
Not to Be Reimbursed


§ 6.3 Discounts,
Rebates and Refunds


§ 6.4 Accounting
Records


 


ARTICLE 7 CONSTRUCTION PHASE


§ 7.1 Progress
Payments


§ 7.2 Final
Payment


 


ARTICLE 8 INSURANCE AND BONDS


§ 8.1 Insurance
Required of the Construction Manager


§ 8.2 Insurance
Required of the Owner


§ 8.3 Performance
Bond and Payment Bond


 


ARTICLE 9 MISCELLANEOUS PROVISIONS


§ 9.1 Dispute
Resolution


§ 9.2 Other
Provisions


 


ARTICLE 10 TERMINATION OR SUSPENSION


§ 10.1 Termination Prior to Establishing Guaranteed Maximum Price


§ 10.2 Termination Subsequent to Establishing Guaranteed Maximum Price


§ 10.3 Suspension


 


ARTICLE 11 OTHER CONDITIONS AND SERVICES


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


2














 


ARTICLE 1 GENERAL PROVISIONS


§ 1.1 RELATIONSHIP OF PARTIES


The
Construction Manager accepts the relationship of trust and confidence
established with the Owner by this Agreement, and covenants with the Owner to
furnish the Construction Manager’s reasonable skill and judgment and to
cooperate with the Architect in furthering the interests of the Owner. The
Construction Manager shall furnish construction administration and management
services and use the Construction Manager’s best efforts to perform the Project
in an expeditious and economical manner consistent with the interests of the
Owner. The Owner shall endeavor to promote harmony and cooperation among the
Owner, Architect, the Fill/Finish A/E (hereinafter defined), Construction
Manager and other persons or entities employed by the Owner for the Project.


 


§ 1.3 Owner
and Construction Manager hereby acknowledge that Owner has engaged Stranix
Associates, Inc. to serve as “Project Manager” for the Project. All
notices and other submissions the Construction Manager is required to send to
the Owner shall also be sent concurrently to the Project Manager at the
following address: Stranix Associates, LLC, c/o John Stranix, Verizon Center,
601 F Street, NW, Washington, DC 20004. The scope of authority of the Project
Manager to act on behalf of the Owner is set forth on Exhibit D attached
hereto.


 


§ 1.3 Owner
and Construction Manager hereby acknowledge that Owner has engaged IPS
Integrated Project Services, Inc. for the design services necessary for
the fill/finish facilities portion of the Work (the “Fill/Finish A/E”). The
Architect and the Fill/Finish A/E are required to cooperate with each other and
coordinate their respective design documents. The Construction Manager agrees
to fully cooperate with the Architect and the Fill/Finish A/E during
the Preconstruction Phase and the Construction Phase of the Work. The Architect
shall be the architect of record for the Project, and any submissions and/or
requests for information shall be sent to the Architect, who will distribute to
the Fill/Finish A/E as appropriate. If the Construction Manager becomes aware
of a conflict between the design documents of the Architect and those of the
Fill/Finish A/E, such conflict shall be brought to the attention of the Owner,
the Project Manager and the Architect.


 


§ 1.2 GENERAL CONDITIONS


The
General Conditions of the contract shall be the AIA® Document A201TM–1997,
General Conditions of the Contract for Construction, as amended for this
Project, which is incorporated herein by reference as Exhibit B  (the “General Conditions”). The term “Contractor” as used in the
General Conditions shall mean the Construction Manager. The term “Contract Sum”
as used in the General Conditions shall mean “Guaranteed Maximum Price”.


 


ARTICLE 2 CONSTRUCTION MANAGER’S RESPONSIBILITIES


§ 2.1 The
Construction Manager shall perform the services described in this Article. The
services to be provided under Sections 2.1 and 2.2 constitute the
Preconstruction Phase services. If the Owner and Construction Manager agree,
the Construction Phase may commence before the Preconstruction Phase is
completed, in which case both phases will proceed concurrently.


 


§ 2.2 The
Construction Manager has provided the Owner with a list setting forth the
names, resumes, relevant experience, type of services to be performed and term
of assignment of all personnel who shall perform the Work, and who are at a level
of superintendent or above, which is attached hereto as Exhibit F. None of
such personnel shall be removed from the Project without the Owner’s prior
written consent (except in the case of the termination, resignation or other
departure of such personnel from the employ of the Construction Manager), which
consent shall not be unreasonably withheld, or unless the Owner so directs, and
the Owner shall have the authority to approve any replacement. Exhibit F
shall be updated to reflect approved changes.


 


§ 2.3 The
Construction Manager shall comply with the requirements and restrictions of the
documents listed in Exhibit J  attached hereto.


 


§ 2.1 PRECONSTRUCTION PHASE


§ 2.1.1 PRELIMINARY EVALUATION


The
Construction Manager shall provide a preliminary evaluation of the Owner’s
program and the Project budget requirements, each in terms of the other.


 


§ 2.1.2 CONSULTATION


The
Construction Manager, the Architect, the Fill/Finish A/E and the Project
Manager shall jointly schedule and attend weekly meetings with the Owner. The
Construction Manager shall consult with the Owner, the Project


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


3

















 


Manager,
the Fill/Finish A/E and Architect regarding site use and improvements and the
selection of materials, building systems and equipment. The Construction
Manager shall provide recommendations on construction feasibility; actions
designed to minimize adverse effects of labor or material shortages; time
requirements for procurement, installation and construction completion; and
factors related to construction cost, including estimates of alternative
designs or materials, preliminary budgets and possible economies.


 


§ 2.1.3 PRELIMINARY PROJECT SCHEDULE


The
Construction Manager hereby acknowledges the preliminary Project Schedule
prepared by the Owner and the Project Manager, a copy of which is attached
hereto as Exhibit E, and agrees that all schedules prepared by the
Construction Manager shall be consistent therewith, except as otherwise
approved by the Owner in its sole discretion. When updates to the Project
Schedule are approved by the Owner, such updates shall replace the then current
Project Schedule set forth in Exhibit E. The Construction Manager, in
connection with the Owner and the Project Manager, shall periodically update
the Project Schedule for the Architect’s and Fill/Finish A/E’s review and the
Owner’s approval. The Construction Manager shall obtain the Owner’s, the Fill/Finish
A/E’s and the Architect’s approval to any change to the portion of the Project
Schedule relating to the performance of the Architect’s or Fill/Finish A/E’s,
as applicable, services. The Construction Manager shall coordinate and
integrate the Project Schedule with the services and activities of the Owner,
the Project Manager, Architect, Fill/Finish A/E and Construction Manager. As
design proceeds, the Project Schedule shall be updated (not less than monthly)
to indicate proposed activity sequences and durations, milestone dates for
receipt and approval of pertinent information, submittal of a Control Budget
and Guaranteed Maximum Price proposal (each as defined below), preparation and
processing of shop drawings and samples, delivery of materials or equipment
requiring long-lead-time procurement, Owner’s occupancy requirements showing
portions of the Project having occupancy priority, and proposed date of
Substantial Completion. If Project Schedule updates indicate that the
previously approved Project Schedules may not be met, the Construction Manager
shall make appropriate recommendations in writing to the Owner, Project
Manager, Architect and Fill/Finish A/E.


 


§ 2.1.4 PHASED CONSTRUCTION


The
Construction Manager, in cooperation with the Project Manager, shall make
recommendations to the Owner, Architect and Fill/Finish A/E regarding the
phased issuance of Drawings and Specifications to facilitate phased
construction of the Work, if such phased construction is appropriate for the
Project, taking into consideration such factors as economies, time of
performance, overall coordination of the Work, trade jurisdictions,
availability of labor and materials, and provisions for temporary facilities.


 


§ 2.1.5 PRELIMINARY COST ESTIMATES


§ 2.1.5.1 Based on the Project requirements and the Owner’s program (“Owner’s
Program”), the Construction Manager shall prepare, for the review of the
Architect and Fill/Finish A/E and approval of the Owner, a preliminary cost
estimate utilizing area, building type, volume and similar conceptual
estimating techniques as appropriate.


 


§ 2.1.5.2 The Schematic Design Documents have been prepared by the Architect and
approved by the Owner. Within thirty (30) days of execution of this Agreement,
the Construction Manager shall prepare, for the review of the Architect and
approval of the Owner, a more detailed estimate with supporting data. During
the preparation of the Design Development Documents, the Construction Manager
shall update and refine this estimate at appropriate intervals agreed to by the
Owner, Architect and Construction Manager. Within thirty (30) days after the
Schematic Design Documents relating to the fill/finish portion of the Work have
been prepared by the Fill/Finish A/E and approved by the Owner, the
Construction Manager shall prepare, for the review of the Fill/Finish A/E and
approval of the Owner, a more detailed estimate with supporting data relating
to the fill/finish portion of the Work. During the preparation of the Design
Development Documents relating to the fill/finish portion of the Work, the
Construction Manager shall update and refine this estimate at appropriate
intervals agreed to by the Owner, Fill/Finish A/E and Construction Manager


 


§ 2.1.5.3 Attached hereto as Exhibit G is a budget for the Work (the “Control
Budget”). During the preparation of the Construction Documents, the
Construction Manager shall update and refine this estimate at least monthly, or
as otherwise reasonably requested by the Owner or the Project Manager. In
addition, the Construction Manager shall make formal detailed presentations to
Owner, Architect, Fill/Finish A/E and Project Manager and update the Control
Budget for each of the base building work and fill/finish and fit-out work when
(1) the Design Development Documents are complete, and (2) substantially
all subcontractor bids have been received by the Construction Manager. Such
presentations shall include a detailed explanation of the basis for the Control
Budget, including, but


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


4

















 


not
limited to, any allowances included therein, constructability review and value
engineering alternatives. After the Design Development Phase, the Construction
Manager shall review proposed design refinements for their impact on the
Control Budget and shall recommend alternative construction materials, systems,
or sequences if required to maintain the Control Budget and preliminary Project
Schedule, or otherwise desirable. The Construction Manager shall regularly meet
with the Architect, the Fill/Finish A/E, the Project Manager and the Owner
throughout the Preconstruction Phase to evaluate and make recommendations on
the following: (1) site use and improvements, (2) impact of
Owner-requested modifications, if any, (3) building materials and
mechanical and electrical systems selection and fill/finish equipment selection,
(4) construction feasibility, (5) time factors for procurement,
installation and construction completion, (6) factors influencing
construction cost and possible economies, and (7) alternative designs and
other “value engineering” suggestions. Throughout the Preconstruction Phase,
the Construction Manager shall provide “value engineering” services consisting
of a review of the cost, quality and schedule influences of proposed building
materials, systems and construction methods as well as equipment needs relative
to design objectives in order to identify options for obtaining optimal values
for the Owner. Particular factors evaluated shall include, but not be limited
to, overall construction cost, initial vs. life-cycle cost, alternative
materials and equipment and methods of construction, impacts on related trades
and building systems, major cost variables and risks, impact on local manpower
and schedule, local availability of systems, materials, and equipment, ability
of components to interact with other building components, no overlap in
sub-pricing or specifications, regulatory considerations, and environmental
impact. The Owner acknowledges that the Construction Manager is in no way
providing professional services which constitute the practice of architecture
or engineering, except to the extent the scope of Work includes design-build
services.


 


§ 2.1.5.4 If any revised Control Budget for the Work exceeds the Cost of Work
indicated in previous submissions of the Control Budget, the Construction Manager
shall make appropriate recommendations regarding modifications necessary to
maintain the Control Budget to the Owner, the Project Manager, the Fill/Finish
A/E and the Architect, and a new scope and/or Control Budget shall be developed
based on any accepted recommendations, except as otherwise approved in writing
by Owner..


 


§ 2.1.6 SUBCONTRACTORS AND SUPPLIERS


The
Construction Manager shall canvass the market to determine bidding interest,
and shall carry out an active program to develop subcontractor interest in
bidding on the Project and shall furnish to the Owner and Architect for their
information prior to commencement of the Construction Documents Phase a list of
possible subcontractors, including suppliers who are to furnish materials or
equipment fabricated to a special design, from whom proposals will be requested
for each principal portion of the Work. The Owner, the Project Manager, the
Architect and the Fill/Finish A/E may suggest other names to be included in
such list. If interest is lacking among potential subcontractors and it appears
that competition will be inadequate, the Construction Manager shall, upon the
Owner’s request, identify possible reasons and/or recommend possible strategies
for expanding the competition. The Architect will promptly reply in writing to
the Construction Manager if the Architect. Project Manager, Fill/Finish A/E or
Owner know of any objection to such subcontractor or supplier. The receipt of
such list shall not require the Owner, Project Manager, Fill/Finish A/E or
Architect to investigate the qualifications of proposed subcontractors or
suppliers, nor shall it waive the right of the Owner, Project Manager,
Fill/Finish A/E or Architect later to object to or reject any proposed
subcontractor or supplier. The Construction Manager shall timely conduct a
market study to determine the local market area labor conditions that may
affect the Project in sufficient time for the design team to incorporate the
results of the survey into the working drawings.


 


§ 2.1.6.1 The Construction Manager shall prepare and submit to the Owner a
procurement schedule.


 


§ 2.1.6.2 The Construction Manager shall draft all invitations or solicitations
to bid for the Work, and shall assemble the solicitation packages with the
Owner’s prior written approval. The Construction Manager shall ensure that the
drawings and specifications included in the bid packages are complete and up to
date, and shall include an appropriate subcontract form approved by the owner
for inclusion in the solicitation. The Construction Manager shall ensure that
the final solicitation package includes all accepted comments, changes, and
corrections from the final design review. The Construction Manager will work
with the Fill/Finish A/E to develop procurement document for the fill/finish
component of the Work. The Construction Manager acknowledges and agrees that
the Owner intends to procure certain of the fill/finish equipment based on
design documentation prepared by the Fill/Finish A/E in consultation with the
Construction Manager, as more fully described in Exhibit A. During the
Construction Phase, the Construction Manager shall accept delivery of, and
inspect, the fill/finish equipment procured by the Owner, and after such
inspection, shall be fully responsible for the installation and warranty
thereof.


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


5

















 


At
the election of the Owner, the Construction Manager may be required to provide
start-up services relating to the fill/finish equipment, which is not part of
the Construction Manager’s original scope, and therefore shall be paid for
pursuant to Change Order in accordance with the provisions of the Contract
Documents.


 


§ 2.1.6.3 The Owner and the Project Manager will review and the Owner will
endeavor to approve in writing five (5) pre-qualified bidders (but not less
than three [3]) for each package. In the event that the Construction Manager
intends to perform any of the Work with its own forces, the Construction
Manager shall notify the Owner and the Project Manager of such desire to
self-perform such portion of the Work. Upon the Owner’s approval, the
Construction Manager shall be deemed a pre-qualified bidder for such portion of
the Work. The Construction Manager shall only be entitled to self-perform Work
if it can demonstrate to the Owner that such Work will be performed on terms
and conditions at least equal to those which would apply in a fully competitive
bid environment. Such self-performed Work, if approved, may, at the election of
the Owner, be subject to either a guaranteed maximum price or lump sum price,
within the Guaranteed Maximum Price for the entire Work.


 


§ 2.1.6.4 The Construction Manager shall review all accepted bids for
completeness, responsiveness, scope overlaps and omissions, prepare a record of
bidding and a detailed bid analysis, and recommend to the Owner, Project
Manager, Fill/Finish A/E and Architect those Subcontractors, separate
contractors, and materialmen necessary and sufficient to provide a completed
and fully operational Project in accordance with the Contract Documents and the
Control Budget. At least three (3) responsive bids must be received from
qualified and responsible Subcontractors in each trade. The Owner and the
Project Manager reserve the right to be present during the subcontractor bid
and clarification process, and shall have the right to review all bids. The
Construction Manager shall review all Subcontractors’ proposed substitutions
for suitability and cost effectiveness, and shall make corresponding
recommendations to the Owner. The Construction Manager shall work closely with
the Owner, the Architect, the Fill/Finish A/E and the Project Manager to
identify potential areas of cost savings that can be achieved, and shall
negotiate all final subcontracts in the Owner’s best interests.


 


§ 2.1.7 LONG-LEAD-TIME ITEMS


The
Construction Manager shall recommend to the Owner and Architect a schedule for
procurement of long-lead-time items which will constitute part of the Work as
required to meet the Project Schedule. The Construction Manager shall expedite
the procurement and delivery of long-lead-time items. The Owner shall approve in
writing the procurement of long lead time items by the Construction Manager
prior to the issuance of a full Notice to Proceed. All contracts on account of
long lead items shall provide that in the event the Owner does not accept the
Construction Manager’s Guaranteed Maximum Price proposal, as may be adjusted,
at the Owner’s election all such contracts shall be assigned to the Owner or
its designee.


 


§ 2.1.8 EXTENT OF RESPONSIBILITY


The
Construction Manager does not warrant or guarantee estimates and schedules
except as may be included as part of the Project Schedule or Guaranteed Maximum
Price. The recommendations and advice of the Construction Manager concerning
design alternatives shall be subject to the review and approval in writing of
the Owner, the Project Manager and the Owner’s professional consultants. It is
not the Construction Manager’s responsibility to ascertain that the Drawings
and Specifications are in accordance with applicable laws, statutes,
ordinances, building codes, rules and regulations. However, if the
Construction Manager recognizes that portions of the Drawings and
Specifications are at variance therewith, the Construction Manager shall
promptly notify the Project Manager and Owner in writing.


 


§ 2.1.9 EQUAL EMPLOYMENT OPPORTUNITY AND AFFIRMATIVE ACTION


The
Construction Manager shall comply with applicable laws, regulations and special
requirements of the Contract Documents regarding equal employment opportunity
and affirmative action programs.


 


§ 2.1.10 DESIGN REVIEW


Without
limiting the responsibilities of the Architect or the Fill/Finish A/E, the
Construction Manager shall assist the Owner, Architect, Fill/Finish A/E and
Project Manager during the design phase by continually assisting with the
coordination of design development, performing design constructability reviews,
assisting with problem resolution, performing schedule control, identifying
conflicts and keeping the Owner apprised of the design status at all times. Constructability
reviews shall include, without limitation, review of the Contract Documents to
discover any non-constructable or impractical construction details, or
conflicts between the trades.


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


6

















 


§ 2.1.11 REVIEW OF SUBMITTALS


The
Construction Manager shall review all project team submittals for
constructability and/or errors, omissions, and accuracy. In addition, the
Construction Manager shall participate in Project reviews as reasonably
requested by the Owner, and review as reasonably requested by the Owner, and
review Construction Documents prepared by the Architect and the Fill/Finish A/E
as they are developed, and when they are ready for printing. The Construction
Manager shall provide written comments on all design submittals within ten (10) days
after submittal.


 


§ 2.1.12 COST CONTROL AND REPORTING


During
the pre-construction phase, the Construction Manager shall monitor regularly
the Control Budget for the Project, including construction, general conditions
and fees, and any other Project-associated costs. The Construction Manager
shall advise the Project Manager and the Owner immediately whenever a cost
category estimate is tending to exceed funds budgeted. All cost control and
reporting is to be based on data developed independently by the Construction
Manager, separate from that of the Architect or the Fill/Finish A/E.


 


§ 2.1.13 COORDINATION OF CONTRACT DOCUMENTS


In
addition to the foregoing, the Construction Manager shall review the Architect’s
and Fill/Finish A/E’s drawings and specifications at (a) completion of
Design Development Documents, (b) completion of documents necessary to
obtain a building permit (“Permit Documents”), and (c) completion of
Construction Documents for constructability, and conformance with the assumptions
of the budget and the Guaranteed Maximum Price, when established, and recommend
alternate solutions when the design as developed affects schedule or
construction feasibility.


 


§ 2.1.14 REPORTING REQUIREMENTS


The
Construction Manager shall prepare and maintain a Change Estimate Log, Change
Order Log, Cost-to-Complete Budget, and Cost Status Report, a Contract Document
s Log and a Shop Drawing/Submittal Log (each to be reviewed on a monthly
basis). In addition, the Construction Manager shall prepare a Request for
Information (RFT) Log and Open Issues and Nonconforming Issues Log each to be
reviewed at weekly meetings with the Project Manager and Owner.


 


§ 2.2 GUARANTEED MAXIMUM PRICE PROPOSAL AND CONTRACT TIME


§ 2.2.1 On the date set forth on the Project Schedule, Construction Manager
shall present to the Owner, the Architect, the Fill/Finish A/E and the Project
Manager for their review and the written approval of the Owner a Guaranteed
Maximum Price, which shall be the sum of (a) the estimated Cost of the
Work, which will include line items for “General Conditions Costs” and “Contingency”
and other guaranteed line items no greater than the amounts set forth for such
items on Exhibit G; and (b) the Construction Manager’s Fee, as set
forth on Exhibit G. In no event shall the Guaranteed Maximum Price be
greater than the Control Budget, as such Control Budget may have been revised
in accordance with the written approval of the Owner.


 


§ 2.2.2 The Guaranteed Maximum Price is not intended to include changes in
scope not consistent with the scope of the Work described in or reasonably
inferable from the Contract Documents on which the Guaranteed Maximum Price is
based.


 


§ 2.2.3 BASIS OF GUARANTEED MAXIMUM PRICE


The
Construction Manager shall include with the Guaranteed Maximum Price proposal a
written statement of its basis, which shall include:


.1     A
list of the Drawings and Specifications, including all addenda thereto and the
Conditions of the Contract, which were used in preparation of the Guaranteed
Maximum Price proposal.


.2     A
list of allowances and a statement of their basis.


.3     A
list of the clarifications and assumptions made by the Construction Manager in
the preparation of the Guaranteed Maximum Price proposal to supplement the
information contained in the Drawings and Specifications.


.4     The
proposed Guaranteed Maximum Price, including a statement of the estimated cost
organized by trade categories, allowances, contingency, and other items and the
General Conditions Costs, other guaranteed line items and Construction
Manager’s Fee that comprise the Guaranteed Maximum Price.


.5     The Date of Substantial Completion upon which the proposed Guaranteed
Maximum Price is based, and a schedule of the Construction Documents issuance
dates upon which the date of Substantial Completion is based, which shall be
consistent with the Project Schedule attached hereto as Exhibit E, or as
otherwise approved in writing by Owner.


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


7

















 


§ 2.2.4


(Paragraphs deleted)


The
Construction Manager shall meet with the Owner, the Project Manager, the
Architect and the Fill/Finish A/E to review the Guaranteed Maximum Price
proposal and the written statement of its basis. In the event that the Owner,
the Project Manager, the Architect or the Fill/Finish A/E discover any
inconsistencies or inaccuracies in the information presented, they shall
promptly notify the Owner, who shall then notify the Construction Manager, who
shall make appropriate adjustments to such Guaranteed Maximum Price proposal,
its basis, or both. During such time period, at the election of the Owner and
Project Manager, all allowance items shall be converted to line items within
the Guaranteed Maximum Price.


 


§ 2.2.5 Unless the Owner accepts the Guaranteed Maximum Price proposal in
writing on or before the date specified in the proposal for such acceptance
(which in no event shall be less than sixty (60) days after submission) and so
notifies the Construction Manager, such Guaranteed Maximum Price proposal shall
not be effective without written consent of the Construction Manager.


 


§ 2.2.6 Prior to the Owner’s acceptance of the Construction Manager’s
Guaranteed Maximum Price proposal and issuance of a full Notice to Proceed, the
Construction Manager shall not incur any cost to be reimbursed as part of the
Cost of the Work, except as the Owner may specifically authorize in advance in
writing.


 


§ 2.2.7 The Guaranteed Maximum Price shall be subject to additions and
deductions by a change in the Work as provided in the Contract Documents, and
the Date of Substantial Completion shall be subject to adjustment as provided
in the Contract Documents.


 


§ 2.2.8 The Owner shall authorize and cause the Architect to revise the
Drawings and Specifications, and the Fill/Finish A/E to revise its Drawings and
Specifications, to the extent it determines necessary or desirable to reflect
the agreed-upon assumptions and clarifications contained in the Guaranteed
Maximum Price proposal. Such revised Drawings and Specifications shall be furnished
to the Construction Manager in accordance with schedule agreed to by the Owner,
Architect, Fill/Finish A/E and Construction Manager. The Construction Manager
shall promptly notify the Architect, Fill/Finish A/E, Project Manager and Owner
if such revised Drawings and Specifications are inconsistent with the
agreed-upon assumptions and clarifications.


 


§ 2.2.9 The Guaranteed Maximum Price shall include in the Cost of the Work only
those taxes which are enacted at the time the Guaranteed Maximum Price is established.
The Construction Manager acknowledges that certain tax exemptions are available
to the Owner, and the Owner shall furnish information pertaining to such tax
exemptions to the Construction Manager prior to submission of the Guaranteed
Maximum Price proposal.


 


(Paragraphs deleted)


§ 2.3 CONSTRUCTION PHASE


§ 2.3.1 GENERAL


§ 2.3.1.1 The Construction Phase shall commence on the earlier of:


(1)   the Owner’s acceptance of the Construction Manager’s Guaranteed
Maximum Price proposal and issuance of a full Notice to Proceed, or


(2)   the Owner’s first authorization to the Construction Manager to:


	
   

  	
  (a)

  	
   

  	
  award
  a subcontract, or

  
	
   

  	
  (b)

  	
   

  	
  undertake
  construction Work with the Construction Manager’s own forces, or

  
	
   

  	
  (c)

  	
   

  	
  issue
  a purchase order for materials or equipment required for the Work.

  



 


§2.3.1.2 SCHEDULE


Simultaneously
with the submission of the Guaranteed Maximum Price proposal, Construction
Manager shall submit to Owner, Architect, Fill/Finish A/E and Project Manager a
proposed Project Schedule for written approval by the Owner. Such proposed
Project Schedule shall be prepared in accordance with Paragraph 3.10 of the
General Conditions. Such Project Schedule shall conform to the Project Schedule
set forth as Exhibit E hereto. The Construction Manager shall achieve
Substantial Completion and final completion of the Work within the time periods
therefor set forth in the Project Schedule, and amendments thereto approved in
writing by the Owner. Upon approval by the Owner, the most recent Project
Schedule shall replace the then current Project Schedule contained in Exhibit E.


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


8

















 


§2.3.1.3 NOTICE TO PROCEED


Any
Notice to Proceed issued by the Owner shall specify the scope of Work to be
performed by the Construction Manager thereunder.


 


§2.3.1.4 LIQUIDATED DAMAGES


The
parties acknowledge that it is extremely difficult to ascertain with accuracy
at the time of execution of this Agreement the extent of the actual damages
that the Owner would suffer as a result of any delay in achieving Substantial
Completion of the Work by the date set forth in Exhibit E, as such date
may be amended by the terms of the Contract Documents. Therefore, in the event
the Construction Manager does not achieve Substantial Completion of the Work
within the Contract Time (as defined in the General Conditions), as such
Contract Time is adjusted pursuant to the provisions of the Contract Documents,
the Construction Manager shall pay the Owner, as liquidated damages and not as
a penalty, the following sums for each day the actual date of Substantial
Completion of the Work exceeds the authorized Contract Time such:


 


	
  First
  30 days of delay:

  	
   

  	
  $7,500
  per day

  
	
  Thereafter:

  	
   

  	
  $10,000
  per day

  



 


Liquidated
damages shall be the Owner’s remedy for delay in lieu of actual damages.


 


§ 2.3.2 ADMINISTRATION


§ 2.3.2.1 After the Guaranteed Maximum Price has been established and a specific
bidder among those whose bids are delivered by the Construction Manager to the
Owner, Project Manager and Architect (1) is recommended to the Owner by
the Construction Manager; (2) is qualified to perform that portion of the
Work; and (3) has submitted a bid which conforms to the requirements of
the Contract Documents without reservations or exceptions, but the Owner
requires that another bid be accepted, then the Construction Manager may require
that a change in the Work be issued to adjust the Contract Time and the
Guaranteed Maximum Price by the difference between the bid of the person or
entity recommended to the Owner by the Construction Manager and the amount of
the subcontract or other agreement actually signed with the person or entity
designated by the Owner.


 


§ 2.3.2.2 Subcontracts and agreements with suppliers furnishing materials or
equipment fabricated to a special design shall conform to the payment
provisions of Sections 7.1.8 and 7.1.9 and shall not be awarded on the basis of
cost plus a fee without the prior written consent of the Owner.


 


§ 2.3.2.3 The Construction Manager shall schedule and conduct meetings (no less
frequently than bi-weekly after the commencement of construction) at which the
Owner, Project Manager, Architect, Fill/Finish A/E, Construction Manager and
appropriate Subcontractors can discuss the status of the Work. The Construction
Manager shall prepare and distribute meeting minutes within three (3) business
days after each meeting.


 


§ 2.3.2.4 The Construction Manager shall provide monthly written reports to the
Owner, Project Manager and Architect on the progress of the entire Work. The
Construction Manager shall maintain a daily log containing a record of weather,
Subcontractors working on the site, number of workers, Work accomplished,
problems encountered and other similar relevant data as the Owner may
reasonably require. The log shall be available to the Owner, Project Manager,
Fill-Finish A/E and Architect.


 


§ 2.3.2.5 The Construction Manager shall develop a system of cost control for the
Work, including regular monitoring of actual costs for activities in progress
and estimates for uncompleted tasks and proposed changes. The Construction
Manager shall identify variances between actual and estimated costs and report
the variances to the Owner, Project Manager and Architect at regular intervals.


 


§ 2.3.2.6 Notwithstanding anything in the Subcontract form, Short Form Subcontract
form or Purchase Order form to the contrary, Contractor is not entitled to
offset amounts due to Subcontractors and/or Suppliers from Contractor on this
Project against any liabilities of Subcontractors and/or Suppliers to
Contractor on any other project.


 


(Paragraphs deleted)


§ 2.4 PROFESSIONAL SERVICES


Section 3.12.10
of the General Conditions shall apply to both the Preconstruction and
Construction Phases.


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


9

















 


§ 2.5 HAZARDOUS MATERIALS


Section 10.3
of the General Conditions shall apply to both the Preconstruction and
Construction Phases.


 


ARTICLE 3 OWNER’S RESPONSIBILITIES


§ 3.1 INFORMATION AND SERVICES


§ 3.1.1 The Owner shall provide full information in a timely manner regarding
the requirements of the Project, including a program which sets forth the Owner’s
objectives, constraints and criteria, including space requirements and
relationships, flexibility and expandability requirements, special equipment
and systems, and site requirements.


 


§ 3.1.2 The Owner, upon written request from the Construction Manager, shall
provide information regarding the fact that the Owner has the financial ability
to complete the Work as more fully provided in Paragraph 2.2.1 of the General
Conditions.


 


§ 3.1.3 The Owner and the Project Manager shall establish and update an overall
budget for the Project, based on consultation with the Construction Manager,
Fill/Finish A/E and Architect, which shall include contingencies for changes in
the Work and other costs which are the responsibility of the Owner.


 


§ 3.1.4 STRUCTURAL AND ENVIRONMENTAL TESTS, SURVEYS AND
REPORTS


In
the Preconstruction Phase, the Owner shall furnish the following with
reasonable promptness and at the Owner’s expense. Except to the extent that the
Construction Manager knows of any inaccuracy, the Construction Manager shall be
entitled to rely upon the accuracy of any such information, reports, surveys,
drawings and tests described in Sections 3.1.4.1 through 3.1.4.4 but shall
exercise customary precautions relating to the performance of the Work.


 


§ 3.1.4.1 Reports, surveys, drawings and tests concerning the conditions of the
site which are required by law.


 


§ 3.1.4.2 Surveys describing physical characteristics, legal limitations and
utility locations for the site of the Project, and a written legal description
of the site. The surveys and legal information shall include, as applicable,
grades and lines of streets, alleys, pavements and adjoining property and
structures; adjacent drainage; rights-of-way, restrictions, easements,
encroachments, zoning, deed restrictions, boundaries and contours of the site;
locations, dimensions and necessary data pertaining to existing buildings,
other improvements and trees; and information concerning available utility services and lines, both public and
private, above and below grade, including inverts and depths. All information
on the survey shall be referenced to a project benchmark.


 


§ 3.1.4.3 The services of geotechnical engineers when such services are deemed
reasonably necessary by the Construction Manager and the Owner. Such services
may include but are not limited to test borings, test pits, determinations of
soil bearing values, percolation tests, evaluations of hazardous materials,
ground erosion and relativity tests, including necessary operations for
anticipating subsoil conditions, with reports and appropriate professional
recommendations.


 


§ 3.1.4.4 Structural, mechanical, chemical, air and water pollution tests, tests
for hazardous materials, and other laboratory and environmental tests,
inspections and reports which are required by law.


 


§ 3.1.4.5 The services of other consultants when such services are reasonably
required by the scope of the Project and are requested by the Construction Manager.


 


§ 3.2 OWNER’S DESIGNATED REPRESENTATIVE


The
Owner shall from time to time designate in writing a representative who shall
have express authority to bind the Owner with respect to all matters requiring
the Owner’s approval or authorization. The initial Owner’s  representative is Avi Halpert. This
representative shall have the authority to make decisions on behalf of the
Owner concerning estimates and schedules, construction budgets, and changes in
the Work, and shall render such decisions promptly and furnish information
expeditiously, so as to avoid unreasonable delay in the services or Work of the
Construction Manager. This representative is not the Project Manager. The
Architect and the Fill Finish A/E shall not be authorized to make decisions on behalf
of the Owner.


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


10














 


§ 3.3 ARCHITECT/ FILL/FINISH A/E  
 The Owner has retained the Architect to
provide architectural and engineering Services and coordination of other
services provided by Owner’s other consultants. The Owner has retained the Fill
Finish A/E to provide architectural and engineering services relating to the
fill/finish portion of the Work and coordination of other services provided by
the Architect and Owner’s other consultants. Such services shall be provided in
accordance with time schedules agreed to in writing by the Owner, Architect,
Fill/Finish A/E and Construction Manager. Upon request of the Construction
Manager, the Owner shall furnish to the Construction Manager a copy of the
Owner’s agreement with the Architect, and the Owner’s agreement with the Fill/Finish
A/E from which compensation provisions may be deleted.


 


§ 3.4 LEGAL REQUIREMENTS  
 The Owner shall determine and advise
the Architect, the Fill/Finish A/E and Construction Manager of any special
legal requirements relating specifically to the Project which differ from those
generally applicable to construction in the jurisdiction of the Project. The
Owner shall furnish such legal services as are necessary to provide the
information and services required under Section 3.1.


 


ARTICLE 4 COMPENSATION AND PAYMENTS FOR PRECONSTRUCTION PHASE
SERVICES  
 The Owner shall compensate and make
payments to the Construction Manager for Preconstruction Phase services as
follows:


 


§ 4.1 COMPENSATION


§ 4.1.1 For the services described in Sections 2.1 and 2.2, the Construction
Manager’s compensation shall be calculated
as follows:  


 


See
Exhibit G. In the event the Contract is terminated prior to issuance of
the Notice to Proceed, the compensation set forth in Exhibit G for
Preconstruction Services shall be the total amount payable by the Owner to the
Construction Manager on account of Preconstruction Services (excepting payment
for construction services authorized in writing prior to issuance of the Notice
to Proceed). In the event the Notice to Proceed is issued, all amounts paid for
Preconstruction Services shall be deemed to be part of the General Conditions
Costs included in the Guaranteed Maximum Price.


 


(State basis of compensation, whether a stipulated sum,
multiple of Direct Personnel Expense, actual cost, etc. Include a statement of
reimbursable cost items as applicable.)


 


§ 4.1.2 Compensation for Preconstruction Phase Services shall be equitably
adjusted if the originally contemplated scope of services is significantly
modified.


 


 


(Paragraphs deleted)


§ 4.2 PAYMENTS


§ 4.2.1 Payment of amounts not in dispute on account of Preconstruction
Services are due and payable as set forth in Section 7.1.3 following
presentation of the Construction Manager’s invoice, but each invoice shall not
be greater than an amount which, when taken together with prior payments, bears
the same ratio to the total amount payable on account of Preconstruction
Services as the Preconstruction Services performed bears to the total
anticipated required Preconstruction Services.


 


§ 4.2.2 Payments of amounts not in dispute are due and payable as set forth in Section 7.1.3.
Amounts unpaid after the date on which payment is due (except disputed amounts)
shall bear interest at the rate entered below, or in the absence thereof, at
the legal rate prevailing from time to time at the place where the Project is
located.


(Insert rate of interest agreed upon.)


 


Prime
rate as announced from time to time by the Wall Street Journal plus one percent
(1%).


 


(Usury laws and requirements under the Federal Truth in Lending
Act, similar state and local consumer credit laws and other regulations at the
Owner’s and Construction Manager’s principal places of business, the location
of the Project and elsewhere may affect the validity of this provision. Legal
advice should be obtained with respect to deletions or modifications, and also
regarding requirements such as written disclosures or waivers.)



 


	
  Init.



      /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


11

















 


ARTICLE 5 COMPENSATION FOR CONSTRUCTION
PHASE SERVICES


The
Owner shall compensate the Construction Manager for Construction Phase services
as follows:


 


§ 5.1 COMPENSATION


§ 5.1.1 For the Construction Manager’s performance of
the Work as described in Section 2.3, the Owner shall pay the Construction
Manager in current funds the Contract Sum consisting of the Cost of the Work as
defined in Article 6 and the Construction Manager’s Fee determined as
follows:


 


See
Exhibit G


 


(State a lump sum, percentage of actual Cost of the Work or
other provision for determining the Construction Manager’s Fee, and explain how
the Construction Manager’s Fee is to be adjusted for changes in the Work.)


 


§ 5.2 GUARANTEED MAXIMUM PRICE


§ 5.2.1 The sum of the Cost of the Work and the
Construction Manager’s Fee are guaranteed by the Construction Manager not to
exceed the amount to be agreed to as the Guaranteed Maximum Price, subject to
additions and deductions by changes in the Work as provided in the Contract
Documents. Such maximum sum as adjusted by approved changes in the Work is
referred to in the Contract Documents as the Guaranteed Maximum Price. Costs
which would cause the Guaranteed Maximum Price to be exceeded shall be paid by
the Construction Manager without reimbursement by the Owner.


 


§ 5.2.2 The cost of the Work portion of the
Guaranteed Maximum Price will contain a line item entitled “Contingency”. It is
understood that the Contingency line item is to cover costs and expenses of the
Construction Manager incurred as a result of unforeseen or unanticipated events
or circumstances; provided, however, any such cost or expense must otherwise be
reimbursable as a Cost of the Work (other than General Conditions costs or
other guaranteed line items, for which Contingency may not be used). The
Construction Manager may transfer amounts from the Contingency to other line
items (other than Construction Manager’s Fee, General Conditions costs or other
guaranteed line items) as pricing becomes more certain and to cover cost
overruns resulting from unanticipated conditions and events arising during
construction, but only to the extent the Construction Manager has provided the
Owner with evidence that any such adjustments and increased costs are
reasonably necessary and Owner has reasonably approved the same.


 


§ 5.2.3 The Cost of the Work portion of the
Guaranteed Maximum Price contains a line item entitled “General Conditions
Costs” and Annex 1 to Exhibit G contains a list of the categories of costs
to be reimbursed from this line item. The Construction Manager acknowledges and
agrees that funds from other line items in the Cost of the Work portion of the
Guaranteed Maximum Price (including but not limited to the line item for
Contingency, described in Section 5.2.2) may not be transferred to the
General Conditions Costs line item unless authorized by the Owner.


 


§ 5.2.4 In the event the actual Cost of the Work plus
the Construction Manager’s Fee is less than the Guaranteed Maximum Price, as
adjusted, the difference (“Savings”) shall be shared 75% to the Owner and 25% to
the Construction Manager. Savings shall be calculated and paid as part of final
payment hereunder.


 


§ 5.3 CHANGES IN THE WORK


§ 5.3.1 Adjustments to the Guaranteed Maximum Price
on account of changes in the Work may be determined by the applicable methods
listed in Section 7.3.3 of the General Conditions.


 


§ 5.3.2 In calculating adjustments to subcontracts
(except those awarded with the Owner’s prior consent on the basis of cost plus
a fee), the terms “cost” and “fee” as used in Section 7.3.3.3 of the General
Conditions and the terms “costs” as used in Section 7.3.6 of the General
Conditions shall have the meanings assigned to them in that document and shall
not be modified by this Article 5. Adjustments to subcontracts awarded
with the Owner’s prior written consent on the basis of cost plus a fee shall be
calculated in accordance with the terms of those subcontracts. The Construction
Manager hereby agrees that for changes in the Work performed by a
subcontractor, (A) the payment to the subcontractor shall be equal to (i) the
actual cost incurred in performing such changed work; (ii) a markup of 10%
of such actual cost for overhead; and (iii) fee of 5% of actual cost.
Notwithstanding the foregoing, the total amount payable to subcontractors of
every tier on account of overhead and fee for a change to the Work shall not
exceed 25%. In addition, the Construction Manager shall be entitled to
Construction Manager’s Fee equal  


 


	
  Init. 



      /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


12

















 


to
the percentage stated in Exhibit G, based on the total amount payable to
the subcontractor; provided, however, that the Construction Manager shall not
be entitled to Construction Manager’s Fee on the first $500,000 of Change
Orders. There shall be no reduction in Construction Manager’s Fee for deductive
Change Orders. See Annex 2 to Exhibit G for examples of how markups and
fees are calculated.


 


§ 5.3.3 In calculating adjustments to the Contract,
the terms “cost” and “costs” as used in the above-referenced provisions of the
General Conditions shall mean the Cost of the Work as defined in Article 6
of this Agreement.


 


(Paragraphs deleted)


ARTICLE 6 COST OF THE WORK FOR
CONSTRUCTION PHASE


§ 6.1 COSTS TO BE REIMBURSED


§ 6.1.1 The term “Cost of the Work” shall mean costs
necessarily incurred by the Construction Manager in the proper performance of
the Work. Such costs shall be at rates not higher than those customarily paid
at the place of the Project except with prior written consent of the Owner. The
Cost of the Work shall include only the items set forth in this Article 6
and shall exclude those costs expressly excluded by this Article 6.


 


§ 6.1.2 LABOR COSTS


.1     Wages of construction workers directly
employed by the Construction Manager to perform the construction of the Work at
the site or, with the Owner’s agreement, at off-site workshops.


.2     Wages or salaries of the Construction
Manager’s supervisory and administrative personnel


(Paragraphs deleted)


listed on Exhibit F, at the hourly rates set
forth in Exhibit F. Such hourly rates may be adjusted on an annual basis
provided that no annual adjustment exceeds 103% of the prior year’s hourly
rate. Such hourly rates are “fully burdened”.


.3     Wages and salaries of the Construction
Manager’s supervisory or administrative personnel engaged, at factories,
workshops or on the road, in expediting the production or transportation of
materials or equipment required for the Work, but only for that portion of
their time required for the Work to the extent such personnel is listed in
Exhibit F, at the hourly rates set forth in Exhibit F.


.4     Costs paid or incurred by the Construction
Manager for taxes, insurance, contributions, assessments and benefits required
by law or collective bargaining agreements, and, for personnel not covered by such agreements, customary benefits
such as sick leave, medical and health benefits, holidays, vacations and
pensions, provided that such costs are based on wages and salaries included in
the Cost of the Work under Sections 6.1.2.1.


 


§ 6.1.3 SUBCONTRACT COSTS


Payments
made by the Construction Manager to Subcontractors in accordance with the
requirements of the subcontracts. The items of Work reimbursable as General
Conditions costs listed in Exhibit G shall not be included in any trade
subcontracts unless authorized by the Owner.


 


§ 6.1.4 COSTS OF MATERIALS AND EQUIPMENT
INCORPORATED IN THE COMPLETED CONSTRUCTION


.1     Costs, including transportation, of
materials and equipment incorporated or to be incorporated in the completed
construction.


.2     Costs of materials described in the
preceding Section 6.1.4.1 in excess of those actually installed but required
to provide reasonable allowance for waste and for spoilage. Unused excess
materials, if any, shall be handed over to the Owner at the completion of the
Work or, at the Owner’s option, shall be sold by the Construction Manager;
amounts realized, if any, from such sales shall be credited to the Owner as a
deduction from the Cost of the Work.


 


§ 6.1.5 COSTS OF OTHER MATERIALS AND
EQUIPMENT, TEMPORARY FACILITIES AND RELATED ITEMS


.1     Costs, including transportation,
installation, maintenance, dismantling and removal of materials, supplies,
temporary facilities, machinery, equipment, and hand tools not customarily
owned by the construction workers, which are provided by the Construction Manager
at the site and fully consumed in the performance of the Work; and cost less
salvage value on such items if not fully consumed, whether sold to others or
retained by the Construction Manager. Cost for items previously used by the
Construction Manager shall mean fair market value.


.2     Rental charges for temporary facilities,
machinery, equipment and hand tools not customarily owned by the construction
workers, which are provided by the Construction Manager at the site, whether


 


	
  Init. 



      /

  	
   

  	
  AIA Document
  A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


13

















 


rented from the Construction Manager or others, and costs of
transportation, installation, minor repairs and replacements, dismantling and
removal thereof. Rates and quantities of equipment rented shall be subject to
the Owner’s prior written approval.


.3     Costs of removal of debris from the site.


.4     Reproduction costs, costs of telegrams,
facsimile transmissions, cell phones and long-distance telephone calls, postage
and express delivery charges, telephone at the site and reasonable petty cash
expenses of the site office.


.5     That portion of the reasonable travel and
subsistence expenses of the Construction Manager’s personnel incurred while
traveling in discharge of duties connected with the Work to the extent set
forth on Exhibit G.


 


§ 6.1.6 MISCELLANEOUS COSTS


 


	
  .1

  	
   

  	
  That
  portion directly attributable to this Contract of premiums for

  



(Paragraphs deleted)


insurance,
deductibles and bonds to the extent set forth on Exhibit G or in the
accepted Guaranteed Maximum Price. If the Construction Manager wishes to
self-insure any of the risks set forth herein, it shall first obtain the prior
written approval of the Owner. Charges on account thereof shall be approved in
writing in advance by the Owner and shall in no event be greater than the costs
of a third- party insurance program.


.2     Sales, use or similar taxes imposed by a
governmental authority which are related to the Work and for which the
Construction Manager is liable.


.3     Fees and assessments for permits, licenses
and inspections for which the Construction Manager is required by the Contract
Documents to pay.


.4     Fees of testing laboratories for tests
required by the Contract Documents, except those related to nonconforming Work
other than that for which payment is permitted by Section 6.1.8.2.


.5     Royalties and license fees paid for the use
of a particular design, process or product required by the Contract Documents;
the cost of defending suits or claims for infringement of patent or other
intellectual property rights arising from such requirement by the Contract
Documents; payments made in accordance with legal judgments against the
Construction Manager resulting from such suits or claims and payments of
settlements made with the Owner’s prior written consent; provided, however,
that such costs of legal defenses, judgment and settlements shall not be
included in the calculation of the Construction Manager’s Fee or the Guaranteed
Maximum Price and provided that such royalties, fees and costs are not excluded
by the last sentence of Section 3.17.1 of A201TM-1997
or other provisions of the Contract Documents. 


.6     Deposits lost (including the failure to
obtain a refund of a deposit) for causes other than the Construction Manager’s
negligence or failure to fulfill a specific responsibility to the Owner set
forth in this Agreement.


.7     Legal, mediation and arbitration costs, other
than those arising from disputes between the Owner and Construction Manager,
reasonably incurred by the Construction Manager in the performance of the Work
and with the Owner’s written permission, which permission shall not be unreasonably
withheld; provided, however, that reimbursement hereunder shall be limited to
$25,000 in the aggregate.


 


§ 6.1.7 OTHER COSTS


.1     Other costs incurred in the performance of
the Work if and to the extent approved in advance in writing by the Owner.


 


§ 6.1.8 EMERGENCIES AND REPAIRS TO
DAMAGED OR NONCONFORMING WORK  
 The Cost of the Work shall also include
costs described in Section 6.1.1which are incurred by the Construction
Manager:


.1     In
taking action to prevent threatened damage, injury or loss in case of an
emergency affecting the safety of persons and property, as provided in Section 10.6
of A201TM-1997.


.2     In repairing or correcting damaged or
nonconforming Work executed by the Construction Manager or the Construction
Manager’s Subcontractors or suppliers, provided that such damaged or
nonconforming Work  was not caused by the
negligence or failure to fulfill a specific responsibility to the Owner set
forth in this agreement of the Construction Manager or the Construction
Manager’s foremen, engineers or superintendents, or other supervisory,
administrative or managerial personnel


 


	
  Init. 



      /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


14

















 


of the Construction Manager, or the failure of the Construction
Manager’s personnel to supervise adequately the Work of the Subcontractors or
suppliers, and only to the extent that the cost of repair  or correction is not recoverable by the
Construction Manager from insurance, Subcontractors or suppliers.


 


§ 6.1.9 The costs described in Sections 6.1.1 through 6.1.8 shall be included
in the Cost of the Work notwithstanding any provision of the General Conditions
or other Conditions of the Contract which may require the Construction Manager
to pay such costs, unless such costs are excluded by the provisions of Section 6.2.


 


§ 6.1.10 Notwithstanding any other provision of this Contract to the contrary,
the aggregate payment to the Construction Manager for the General Conditions
items listed in Annex 1 to Exhibit G shall not exceed the amount set forth
in Exhibit G, except as otherwise provided herein with respect to Change
Orders.


 


§ 6.2 COSTS NOT TO BE REIMBURSED


§ 6.2.1 The Cost of the Work shall not include:


.1    Salaries and other compensation of the Construction Manager’s personnel
stationed at the Construction Manager’s principal office or offices other than
the site office, except as specifically provided in Sections 6.1.2.2 and
6.1.2.3.


.2    Expenses of the Construction Manager’s principal office and offices
other than the site office, except as specifically provided in
Section 6.1.


.3    Overhead indirect, administrative and general expenses, except as may
be expressly included in Section 6.1.


.4    The Construction Manager’s capital expenses, including interest on the
Construction Manager’s capital employed for the Work.


.5    Rental costs of machinery and equipment, except as specifically
provided in Section 6.1.5.2.


.6    Except as provided in Section 6.1.8.2, costs due to the negligence
of the Construction Manager or to the failure of the Construction Manger to
fulfill a specific responsibility to the Owner set forth in this Agreement.


.7    Costs incurred in the performance of Preconstruction Phase Services.


.8    Except as provided in Section 6.1.7.1, any cost not specifically
and expressly described in Section 6.1.


.9    Costs which would cause the Guaranteed Maximum Price to be exceeded.


.10  Costs due
to the negligence or wrongful act of the Construction Manager, any
subcontractor, anyone directly or indirectly employed by any of them, or for
those acts that any of them may be liable.


.11  Costs
or expenses (including legal fees) relating to the bankruptcy of any
subcontractor, unless approved in writing by the Owner, such approval not to be
unreasonably withheld.


.12  The
cost of all fines and penalties, included interest thereon, assessed against
the Construction Manager by any federal or local governmental or
quasi-governmental authorities.


.13  The cost of any liability, taxes, charges or
contributions attributable to Construction Manager’s failure to make timely
disbursements to its subcontractors.


.14  Costs
incurred to discharge liens arising out of claims against the Project or the
site, to the extent such liens are filled by the Construction Manager or its
subcontractors; notwithstanding the foregoing, to the extent the reason for the
lien is default by the Owner in making payments due and owing under the
Contract Documents, the costs of discharging such liens shall be paid pursuant
to Change Order; and


.15  Overtime
for supervisory and/or administrative personnel of the Construction Manager.


 


§ 6.3 DISCOUNTS, REBATES AND REFUNDS


§ 6.3.1 Cash discounts obtained on payments made by the Construction Manager
shall accrue to the Owner if (1) before making the payment, the
Construction Manager included them in an Application for Payment and received
payment therefor from the Owner, or (2) the Owner has deposited funds with
the Construction Manager with which to make payments; otherwise, cash discounts
shall accrue to the Construction Manager. Trade discounts, rebates, refunds and
amounts received from sales of surplus materials and equipment shall accrue to
the Owner, and the Construction Manager shall make provisions so that they can
be secured.


 


§ 6.3.2 Amounts which accrue to the Owner in accordance with the provisions of Section 6.3.1
shall be credited to the Owner as a deduction from the Cost of the Work.


 


	
  Init. 



     /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


15














 


§ 6.4 ACCOUNTING RECORDS


§ 6.4.1 The Construction Manager shall keep full and detailed accounts and
exercise such controls as may be necessary for proper financial management
under this Contract; the accounting and control systems shall be satisfactory
to the Owner. The Owner and the Owner’s accountants shall be afforded full
access to the Construction Manager’s records, books, correspondence,
instructions, drawings, receipts, subcontracts, purchase orders, vouchers,
memoranda and other data relating to this Project on an “open book” basis, and
the Construction Manager shall preserve these for a period of five (5) years
after final payment, or for such longer period as may be required by law after
final payment. Subcontractors shall have the same obligations to maintain books
and records and to permit audits, except with respect to subcontracted work
performed on a lump sum basis, the subcontractor shall only be required to
maintain the make available such books and records as are specifically required
by applicable laws and/or the terms of the Contract Documents.


 


§ 6.4.2 If any inspection of the Construction Manager’s or any subcontractor’s
books and records or other documents reveals an overcharge, the Construction
Manager shall pay to the Owner or, at the Owner’s election, the Owner may
reimburse itself by taking a credit against future payments due to the
Construction Manager, an amount equal to the overage. If one or more
overcharges is equal to or greater than Fifty Thousand Dollars ($50,000) in the
aggregate, the Construction Manager shall also pay all administrative and
auditing expenses incurred by the Owner in determining the existence and amount
of the overcharge, not to exceed Twenty Five Thousand Dollars ($25,000).


 


ARTICLE 7 CONSTRUCTION PHASE


§ 7.1 PROGRESS PAYMENTS


§ 7.1.1 Based upon Applications for Payment submitted to the Project Manager by
the Construction Manager and approved by the Owner and the Project Manager, the
Owner shall make progress payments on account of the Contract Sum to the Construction
Manager as provided below and elsewhere in the Contract Documents.


 


§ 7.1.2 The period covered by each Application for Payment shall be one
calendar month ending on the last day of the month, or as follows:


 


On
or before the 25th calendar day of each month (or in the event
such day is a holiday or weekend day, the preceding business day) the Owner,
the Project Manager and the Construction Manager (and the Architect and/or
Fill/Finish A/E, if requested by the Owner) shall meet to review a preliminary
draft of such Application for Payment (a “Pencil Draw”), prepared by the
Construction Manager. Within three (3) days after the meeting described in
the previous sentence, the Construction Manager shall (a) revise the
Pencil Draw in accordance with any objection or recommendations of either
Owner, or Project Manager that is consistent with the requirements for the
Contract Documents, and (b) re-submit the revised Pencil Draw to the Owner
and the Project Manager as the final Application for Payment. Such Pencil Draw
and subsequent Application for Payment shall include a projection of the Cost
of the Work through the then-current month.


 


§ 7.1.3 Provided an Application for Payment is received by the Owner and
Project Manager not later than the last business day of a month, the Owner
shall make payment to the Construction Manager not later than the last day of
the following month. If an Application for Payment is received by the Owner and
Project Manager after the application date fixed above, payment shall be made
by the Owner not later than the next scheduled progress payment, as described
in the previous sentence. The Construction Manager shall make payment to its subcontractors
within seven (7) business days after receipt of payment from the Owner. If
the Owner becomes aware that any subcontractor is not being paid as required,
the Owner may elect to issue joint checks, payable to the Construction Manager
and such subcontractor for future payments due such subcontractor. In the event
the Owner elects to issue joint checks as described above, the Owner shall not
be required to pay Construction Manager’s Fee on account of the amount set
forth in such joint check(s), and the Guaranteed Maximum Price shall be reduced
by amount equal to [***] percent ([***]%) of the aggregate amount of joint
checks issued.


 


§ 7.1.4 With each Application for Payment, the Construction Manager shall
submit payrolls, petty cash accounts, receipted invoices or invoices with check
vouchers attached and any other evidence required by the Owner or Project
Manager to demonstrate that cash disbursements already made by the Construction
Manager on account of the Cost of the Work equal or exceed (1) progress
payments already received by the Construction Manager; less (2) that
portion of those payments attributable to the Construction Manager’s Fee; plus (3) payrolls
for the period covered by the present Application for Payment. With each
Application for Payment, the Construction Manager


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


16

















 


shall
submit (i) its Waiver and Release of Liens and Claims, in the forms set
forth in Exhibit H hereto, covering all Work performed through the date of
the current Application for Payment, and conditioned only on payment; and (ii) Waivers
and Releases of Liens and Claims from each subcontractor and supplier in the
forms set forth in Exhibit H, covering all Work performed through the date
of the prior month’s Application for Payment. See section 9.3.3.1 of the
General Conditions with respect reimbursement for bonding off liens.


 


§ 7.1.5 Each Application for Payment shall be based upon the most recent
schedule of values submitted by the Construction Manager in accordance with the
Contract Documents and approved in writing by the Owner. The schedule of values
shall allocate the entire Guaranteed Maximum Price among the various portions
of the Work, except that the Construction Manager’s Fee, the General Conditions
costs, other guaranteed line items and the Contingency shall be shown as
separate line items,. The schedule of values shall be prepared in such form and
supported by such data to substantiate its accuracy as the Owner and Project
Manager may require. This schedule, unless objected to by the Owner, shall be
used as a basis for reviewing the Construction Manager’s Applications for Payment.


 


§ 7.1.6 Applications for Payment shall show the percentage completion of each
portion of the Work as of the end of the period covered by the Application for
Payment. The percentage completion shall be the lesser of (1) the
percentage of that portion of the Work which has actually been completed or (2) the
percentage obtained by dividing (a) the expense which has actually been
incurred by the Construction Manager on account of that portion of the Work for
which the Construction Manager has made or intends to make actual payment prior
to the next Application for Payment by (b) the share of the Guaranteed
Maximum Price allocated to that portion of the Work in the schedule of values.


 


§ 7.1.7 Subject to other provisions of the Contract Documents, the amount of
each progress payment shall be computed as follows:


	
  .1

  	
   

  	
  Take
  that portion of the Guaranteed Maximum Price properly allocable to completed
  Work as determined by multiplying the percentage completion of each portion
  of the Work by the share of the Guaranteed Maximum Price allocated to that
  portion of the Work in the schedule of values. Pending final determination of
  cost to the Owner of changes in the Work, amounts not in dispute may be
  included as provided in Section 7.3.7 of the General Conditions, even
  though the Guaranteed Maximum Price has not yet been adjusted by Change
  Order.

  
	
  .2

  	
   

  	
  Add
  that portion of the Guaranteed Maximum Price properly allocable to materials
  and equipment delivered and suitably stored at the site for subsequent
  incorporation in the Work or, if approved in advance by the Owner, suitably
  stored off the site at a location agreed upon in writing.

  
	
  .3

  	
   

  	
  Add
  the Construction Manager’s Fee, less ten percent (10%). The Construction
  Manager’s Fee shall be computed upon the Cost of the Work described in the
  two preceding Sections at the rate stated in Section 5.1.1 or, if the
  Construction Manager’s Fee is stated as a fixed sum in that Section, shall be
  an amount which bears the same ratio to that fixed-sum Fee as the Cost of the
  Work in the two preceding Sections bears to a reasonable estimate of the
  probable Cost of the Work upon its completion. Notwithstanding the foregoing,
  when the Work is 50% complete, no further retainage shall be withheld on the
  Construction Manager’s Fee or the general conditions cost portion of the Cost
  of the Work.

  
	
  .4

  	
   

  	
  Subtract
  the aggregate of previous payments made by the Owner.

  
	
  .5

  	
   

  	
  Subtract
  the shortfall, if any, indicated by the Construction Manager in the
  documentation required by Section 7.1.4 to substantiate prior
  Applications for Payment, or resulting from errors subsequently discovered by
  the Owner’s accountants in such documentation.

  
	
  .6

  	
   

  	
  Subtract
  amounts, if any, for which the Owner or the Project Manager has determined
  should be withheld as provided in Section 9.5 of A201TM-1997.

  



 


§ 7.1.8 Except with the Owner’s prior written approval, payments to
Subcontractors and payments on account of other items of Cost of the Work shall
be subject to retention of ten percent (10%) until the Work is fifty percent
(50%) complete, after which no further retainage shall be withheld.
Notwithstanding the foregoing, if at any time the Owner reasonably believes
that the Work is not progressing satisfactorily, the Owner retains the right to
reinstate the above-mentioned retainage in whole or in part. Retainage withheld
shall be paid as part of the Application for Payment immediately following
Substantial Completion of the Work, less 200% of the value of punch list items
and other items of incomplete work. The Owner and the Construction Manager
shall agree upon a mutually acceptable procedure for review and approval of
payments and retention for subcontracts in writing. If a subcontractor has


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


17

















 


completed
its portion of the Work (including all punch list items and delivery of all
items required under the Contract Documents to close-out its subcontract)
pursuant to any given subcontract, the Construction Manager may request the
Owner to disburse the retainage being held by the Owner in respect of such
Subcontractor, after delivering to the Owner any necessary consent to such
disbursement from any sureties in form reasonably satisfactory to the Owner. If
the Owner is reasonably satisfied the Subcontractor’s work has been completed in
accordance with the Contract Documents and the Owner has received satisfactory
final waivers of liens and claims with respect to the Subcontractor’s work, the
Owner shall disburse said retainage. Regardless of whether the Owner has
disbursed said retainage to any Subcontractor, the warranty period referred to
in the General Conditions or the other Contract Documents shall not begin with
respect to the portion of the Work performed by such Subcontractor until the
Date of Substantial Completion of the entire Work.


 


§ 7.1.9 Except with the Owner’s prior written approval, the Construction
Manager shall not make advance payments to suppliers for materials or equipment
which have not been delivered and stored at the site, unless Owner is reasonably
satisfied that the materials or equipment have been procured and are suitably
and safely stored, insured and protected so as adequately to protect Owner’s
title thereto and/or interest therein.


 


(Paragraphs deleted)


§ 7.2 FINAL PAYMENT


§ 7.2.1 Final payment shall be made by the Owner to the Construction Manager
when (1) the Contract has been fully performed by the Construction Manager
except for the Construction Manager’s responsibility to correct nonconforming
Work, as provided in Section 12.2.2 of A201TM-1997,
and to satisfy other requirements, if any, which necessarily survive final
payment; (2) a final Application for Payment and a final accounting for
the Cost of the Work have been submitted by the Construction Manager and
reviewed by the Owner’s accountants; (3) the Owner and the Project Manager
have approved the final Application for Payment; and (4) final waivers and
releases of liens and claims from the Construction Manager and all
subcontractors and suppliers (contingent only upon final payment) have been
received by the Owner; such final payment shall be made by the Owner not more
than 30 days after the issuance of the Architect’s final Certificate for
Payment, or as follows:


 


§ 7.2.2 The amount of the final payment shall be calculated as follows:


	
  .1

  	
   

  	
  Take
  the sum of the Cost of the Work substantiated by the Construction Manager’s
  final accounting and the Construction Manager’s Fee, but not more than the
  Guaranteed Maximum Price.

  
	
  .2

  	
   

  	
  Subtract
  amounts, if any, for which the Owner or Project Manager withholds, in whole
  or in part, funds from the Application for Payment pursuant to the provisions
  of the Contract Documents.

  
	
  .3

  	
   

  	
  Subtract
  the aggregate of previous payments made by the Owner.

  



 


If
the aggregate of previous payments made by the Owner exceeds the amount due the
Construction Manager, the Construction Manager shall reimburse the difference
to the Owner.


 


§ 7.2.3 The Owner’s accountants will review and report in writing on the
Construction Manager’s final accounting within thirty (30) days after delivery
of the final accounting to the Owner and the Project manager by the
Construction Manager. Based upon such Cost of the Work as the Owner’s
accountants report to be substantiated by the Construction Manager’s final
accounting, and provided the other conditions of Section 7.2.1 and other
conditions in the Contract Documents relating to final payment have been met,
the Owner will, within seven (7) days after receipt of the written report of
the Owner’s accountants, notify the Construction Manager of the amount the
Owner believes to be due as final payment.. The time periods stated in this Section 7.2
supersede those stated in Subparagraph 9.4.1 of the General Conditions.


 


§ 7.2.4 If the Owner’s accountants report the Cost of the Work as substantiated
by the Construction Manager’s final accounting to be less than claimed by the
Construction Manager, the Construction Manager shall be entitled to proceed in
accordance with Article 9. Unless agreed to otherwise, a demand for
arbitration of the disputed amount shall be made by the Construction Manager
within 60 days after the Construction Manager’s receipt of a copy of the Owner’s
notice described in Paragraph 7.2.3 above. Failure to make such demand within
this 60-day period shall result in the substantiated amount reported by the
Owner’s accountants becoming binding on the Construction Manager. Pending a
final resolution of the disputed amount, the Owner shall pay the Construction
Manager the amount certified in the Architect’s final Certificate for Payment.


 


(Paragraphs deleted)


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


18

















 


ARTICLE 8 INSURANCE AND BONDS


§ 8.1 INSURANCE REQUIRED OF THE CONSTRUCTION MANAGER


During
both phases of the Project, the Construction Manager shall purchase and
maintain insurance as set forth in Exhibit I attached hereto.


 


(Paragraphs deleted)


§ 8.3 PERFORMANCE BOND AND PAYMENT BOND


§ 8.3.1 At the written request of the Owner, made concurrently with acceptance
of the Guaranteed Maximum Price proposal, the Construction Manager shall
furnish bonds covering the faithful performance of the Contract and payment of
obligations thereunder. Such bonds shall be furnished within the earlier to
occur of (a) thirty (30) days after establishment of the Guaranteed
Maximum Price or (b) three (3) days prior to commencement of
construction work at the site. Each bond shall be in an amount equal to the Guaranteed
Maximum Price, or at the election of the Owner, the Construction Manager’s Fee
and General Conditions portion of the Guaranteed Maximum Price. Such bonds
shall be issued by sureties reasonably acceptable to the Owner, at the request
of the Owner shall name the Owner and the Owner’s lender as dual obligees and
shall be on forms reasonably acceptable to the Owner. In addition, the
Construction Manager shall require each subcontractor having a subcontract with
a value in excess of $[***] to furnish payment and performance bonds, each in
the amount of such subcontractor’s contract amount, and naming the Construction
Manager and the Owner as dual obligees. With the approval of the Owner, the
Construction Manager may enroll subcontractors in Subguard insurance in lieu of
such subcontractors providing payment and performance bonds.


 


(Paragraphs deleted)


ARTICLE 9 MISCELLANEOUS PROVISIONS


§ 9.1 DISPUTE RESOLUTION FOR THE PRECONSTRUCTION PHASE


§ 9.1.1 Any claim, dispute, or other matter in question arising out of or
related to this Agreement or breach thereof shall be determined in accordance
with Article 4 of the General Conditions.


 


§ 9.2 DISPUTE RESOLUTION FOR THE CONSTRUCTION PHASE


§ 9.2.1 Any claim, dispute or other matter in question arising out of or related
to this Agreement or breach thereof shall be settled in accordance with Article 4
of the General Conditions.


 


§ 9.3 OTHER PROVISIONS


§ 9.3.1 Unless otherwise noted, the terms used in this Agreement shall have the
same meaning as set forth in the General Conditions.


 


§ 9.3.2 EXTENT OF CONTRACT


This
Contract, which includes this Agreement and the other documents incorporated
herein by reference, represents the entire and integrated agreement between the
Owner and the Construction Manager and supersedes all prior negotiations,
representations or agreements, either written or oral. This Agreement may be
amended only by written instrument signed by both the Owner and Construction
Manager. If anything in any document incorporated into this Agreement is inconsistent
with this Agreement, this Agreement shall govern.


 


§ 9.3.3 OWNERSHIP AND USE OF DOCUMENTS


The
Drawings, Specifications and other documents prepared by the Architect and the
Fill/Finish A/E, and copies thereof furnished to the Construction Manager, are
for use solely with respect to this Project. They are not to be used by the
Construction Manager, Subcontractors, Sub-subcontractors or suppliers on other
projects, or for additions to this Project outside the scope of the Work,
without the specific written consent of the Owner and Architect or Fill/Finish
A/E, as applicable, the Construction Manager, Subcontractors,
Sub-subcontractors and suppliers are granted a limited license to use and
reproduce applicable portions of the Drawings, Specifications and other
documents prepared by the Architect and Fill/Finish A/E appropriate to and for
use in the execution of their Work under the Contract Documents.


 


§ 9.3.4 GOVERNING LAW


The
Contract shall be governed by the law of the State of Maryland, without giving
effect to principles of conflicts of laws thereof. The Construction Manager
hereby consents to jurisdiction over its person by any court sitting in the
State of Maryland, and hereby waives any objection of forum non conveniens and any similar objection to venue in the
State of Maryland.


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


19

















 


§ 9.3.5 ASSIGNMENT


The
Owner and Construction Manager respectively bind themselves, their partners,
successors, assigns and legal representatives to the other party hereto and to
partners, successors, assigns and legal representatives of such other party in
respect to covenants, agreements and obligations contained in the Contract
Documents. Except as provided in Section 11.8 below, neither party to the
Contract shall assign the Contract as a whole without written consent of the
other. If either party attempts to make such an assignment without such
consent, that party shall nevertheless remain legally responsible for all
obligations under the Contract.


 


Nothing
contained in this Contract shall create a contractual relationship with or a
cause of action in favor of a third party against either the Owner or the
Construction Manager.


 


If
the Owner requests the Construction Manager to execute certificates, the
proposed language of such certificates shall be submitted to the Construction
Manager for its review at least seven (7) days prior to the requested
dates of execution. The Construction Manager shall promptly execute such
certificates as to matters that are within the scope of its knowledge, with
reasonable and appropriate qualifiers as necessary. The Construction Manager
shall not be required to execute certificates that would require knowledge,
services or responsibilities beyond the scope of this Contract.


 


ARTICLE 10 TERMINATION OR SUSPENSION


(Paragraphs deleted)


§ 10.1


§ 10.1 TERMINATION SUBSEQUENT TO ESTABLISHING GUARANTEED
MAXIMUM PRICE


This
Contract may be terminated as provided in Article 14 of the General
Conditions.


 


(Paragraphs deleted)


§ 10.2 SUSPENSION


The
Work may be suspended by the Owner as provided in Article 14 of the
General Conditions; in such case, the Guaranteed Maximum Price, if established,
shall be increased as provided in Section 14.3 of the General Conditions
except that the term “cost of performance of the Contract” in that Section shall
be understood to mean the Cost of the Work and the term “profit” shall be
understood to mean the Construction Manager’s Fee as described in Exhibit G.


 


ARTICLE 11 OTHER CONDITIONS AND SERVICES


 


§ 11.1 The following Exhibits are incorporated by reference to this Agreement:


 


	
  Exhibit A

  	
   

  	
  Scope
  of Work

  
	
  Exhibit B

  	
   

  	
  General
  Conditions

  
	
  Exhibit C

  	
   

  	
  Equipment
  Matrix

  
	
  Exhibit D

  	
   

  	
  Scope
  of Authority of Project Manager

  
	
  Exhibit E

  	
   

  	
  Project
  Schedule

  
	
  Exhibit F

  	
   

  	
  Key
  Personnel and Hourly Rates

  
	
  Exhibit G

  	
   

  	
  GMP,
  including General Conditions Items and Costs, Fee and Contingency [to be
  inserted at such time as the GMP is agreed upon]

  
	
  Exhibit H

  	
   

  	
  Forms
  of Partial and Final Waivers of Liens and Claims

  
	
  Exhibit I

  	
   

  	
  Insurance
  Requirements

  
	
  Exhibit J

  	
   

  	
  Other
  Requirements

  
	
  Exhibit K

  	
   

  	
  Forms
  of Construction Manager’s Subcontract and Purchase Order.

  



 


§ 11.2 Whenever possible, each provision of this Agreement shall be
interpreted in such a manner as to be effective and valid under applicable
laws. If, however, any provision of this Agreement, or portion thereof, is
prohibited by law or found invalid under any law, such provision or portion
thereof, only shall be ineffective without in any manner invalidating or
affecting the remaining provisions of this Agreement or the valid portion of
such provision, which provisions are deemed severable.


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


20

















 


§ 11.3 The waiver by one party of any breach of this Agreement or the failure
of one party to enforce at any time, or for any period of time, any provision
hereof, shall be limited to the particular waiver or non-enforcement, and shall
not operate or be deemed to waive any future breach of this Agreement or be
construed to be a waiver of any other provision of this Agreement.


 


§ 11.4 Each party hereto agrees to do all acts and things and to make, execute
and deliver such written instruments as from time to time are reasonably
required to carry out the terms and intent of this Agreement. The Construction
Manager shall, and cause all of its subcontractors to, fully cooperate with the
Owner and comply with all requests by the Owner for reports, certificates,
statements and further services which are not inconsistent with the terms and
conditions of this Agreement.


 


§ 11.5 The Contract hereby warrants and represents that the Construction
Manager shall not knowingly or negligently communicate or disclose at any time
to any person or entity any information in connection with the Project, except (i) with
the Owner’s prior written consent, (ii) as necessary to perform the Work,
provided the Owner receives prior notice of such necessity, or (iii) as
may be required by law. Any authorized communication or disclosure shall be limited strictly to the
extent of such authorization. If any person or entity seeks from the Contract
any information concerning the Project, the Construction Manager shall promptly
notify the Owner. All information, records and documents furnished by the Owner
in connection with the Project are hereby considered privileged and
confidential. The Construction Manager shall cause any subcontractors or any
other person or entity performing any portion of the Work to warrant and represent
the items set forth in this Section 11.5. The representations and
warranties contained herein shall survive the complete performance of the Work
or earlier termination of the Agreement.


 


§ 11.6 The Owner and the Construction Manager, respectively, bind themselves,
their partners, successors, assigns and legal representatives to the other
party to this Agreement and to the partners, successors, assigns and legal
representatives of such other party with respect to all covenants of this
Agreement. The Construction Manager shall not assign this Agreement without the
written consent of the Owner. The Construction Manager under this Agreement may
not assign any monies due to the Construction Manager under this Agreement.


 


§ 11.7 The Construction Manager agrees that it will include the terms of the
Agreement and the other Contract Documents in its subcontracts and other
agreements with persons or entities performing work on behalf of the
Construction Manager for the Project (other than financial and business terms
unrelated to such parties’ work).


 


§ 11.8 The Owner shall have the right to assign this Agreement to any
affiliated entities or its Lender, effective as of the date of a written notice
provided by the Owner. The Owner shall have the right to assign this Agreement
to any other parties with the prior written consent of the Construction
Manager, which shall not be withheld so long as such assignee agrees to remain
responsible to fulfill the terms and conditions of this Agreement, including
the financial obligations. In the event the Construction Manager reasonably
believes, after receipt of reasonable evidence, that the proposed assignee is
unable to fulfill the Owner’s financial obligations hereunder, the Owner may
still assign this Agreement, but the Owner shall agree to remain contingently
liable for the Owner’s financial obligations hereunder.


 


§ 11.9 The Construction Manager agrees that all services rendered in
connection with the Project prior to the date of this Agreement and hereby
deemed part of the Work under this Agreement and shall be governed hereby. The
Construction Manager further represents and warrants to the Owner that the
Construction Manager is not aware of any claims that the Construction Manager
may have in connection with the Project as of the date of this Agreement
including, without limitation, any claim for an adjustment in compensation and
the Construction Manager hereby waives and forfeits all right to any such claim
of which the Construction Manager should have knowledge.


 


§ 11.10 All notices given under this Agreement shall be in writing and shall be
deemed properly served if delivered in person to the individual to whom it is
addressed, or two (2) business days after deposit in the United States
mail, if sent postage prepaid by United States registered or certified mail,
return receipt requested. All notices shall be sent to the persons and
addresses on the first page of the Agreement, or to such other address or
addressee as any party entitled to receive notice hereunder shall designate to
all other parties in the manner provided here for the service of notice.


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


21

















 


This Agreement entered into as of the day and year first written above.


 


	
   OWNER

  	
   

  	
   CONSTRUCTION MANAGER

  
	
   

  	
   

  	
   

  
	
  /s/ John M. Ferrari

  	
   

  	
  /s/ Timothy J. Regan

  
	
   (Signature)

  	
   

  	
   (Signature)

  
	
   UNITED THERAPEUTICS CORPORATION

  	
   

  	
   THE WHITING-TURNER CONTRACTING COMPANY

  
	
   

  	
   

  	
   

  
	
  John M. Ferrari, CFO

  	
   

  	
  Timothy J. Regan, Senior Vice President

  
	
   (Printed name and title)

  	
   

  	
   (Printed name and title)

  
	
   

  	
   

  	
   

  
	
  11/5/07

  	
   

  	
  October 23, 2007

  
	
   Date

  	
   

  	
   Date

  
	
   

  	
   

  	
   

  
	
  /s/ Avi Halpert

  	
   

  	
  /s/ John S. Hess

  
	
   ATTEST

  	
   

  	
   ATTEST

  



 


(Table deleted)(Paragraphs deleted)


 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 and AGC Document 565. Copyright © 1991 and 2003 by The American Institute of
  Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 20:44:17 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:
  unither - cm agreement - draft 5.aia — 7-27-04

  	
  (2698231605)

  
					



 


22

















 


Exhibit A


 


Scope of Work


 


October 8, 2007


 


The Whiting-Turner Contracting Company (“Construction Manager” and
“Constructor”) is responsible for the Scope of Work defined and qualified as
follows:


 


	
  1.

  	
  Construction
  Manager will provide Pre-construction and Estimating Services to reach a mutually
  agreeable Guaranteed Maximum Price for Unither (“The Project”) and for United
  Therapeutics Corporation (“The Owner”).

  
	
   

  	
   

  
	
  2.

  	
  Construction
  Manager will provide a Guaranteed Maximum Price (“GMP”) for The Project with
  Assumptions and Clarifications. The Assumptions and Clarifications form the
  basis of the GMP and take precedence over all other contract documents.

  



 


[Items 3, 4 & 5 have been superseded
by Amendment No. 1]


 














 


Document A201TM – 1997


 


General Conditions of
the Contract for Construction


 


for
the following PROJECT:


(Name and location or address):


Construction
of a new Class A headquarters building for use as office space and
fill-finish


facilities,
containing approximately 90,000 square feet, and ancillary facilities located
in Silver Spring, Maryland, as more fully described on Exhibit A attached
to the Agreement.


 


THE
OWNER:


 


(Paragraphs deleted)United  Therapeutics Corporation


1110
Spring Street


Silver
Spring, MD 20910


 


THE
ARCHITECT:


 


(Paragraphs deleted)Schick  Goldstein Architects, P.C.


1506
19th Street, N.W.


Washington,
DC 20036


 


THE
FILL/FINISH A/E


IPS
Integrated Project Services, Inc.


2001
Joshua Road


Lafayette
Hill, PA 19444


 


THE
CONTRACTOR:


The
Whiting-Turner Contracting Company


300
East Joppa Rd.


Baltimore,
MD 21286


 


TABLE
OF ARTICLES


 


1                                         GENERAL PROVISIONS


 


2                                         OWNER


 


3                                         CONTRACTOR


 


4                                         ADMINISTRATION OF THE
CONTRACT


 


5                                         SUBCONTRACTORS


 


6                                         CONSTRUCTION BY OWNER OR
BY SEPARATE CONTRACTORS


 


7                                         CHANGES IN THE WORK


 


8                                         TIME


 


9                                         PAYMENTS AND COMPLETION


 


10                                  PROTECTION
OF PERSONS AND PROPERTY


 


11                                  INSURANCE
AND BONDS


 


12                                  UNCOVERING
AND CORRECTION OF WORK


 


13                                  MISCELLANEOUS
PROVISIONS


 


14                                  TERMINATION
OR SUSPENSION OF THE CONTRACT


 


ADDITIONS AND DELETIONS:


The
author of this document has added information needed for its completion. The
author may also have revised the text of the original AIA standard form. An Additions and Deletions Report that notes
added information as well as revisions to the standard form text is available from
the author and should be reviewed. A vertical line in the left margin of this
document indicates where the author has added necessary information and where
the author has added to or deleted from the original AIA text.


 


This
document has important legal consequences. Consultation with an attorney is
encouraged with respect to its completion or modification.


 


This
document has been approved and endorsed by The Associated General Contractors
of America


 


	
  Init.

   

      /

  	
  AIA
  Document A201TM – 1997. Copyright ©1911,
  1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970, 1976, 1987 and
  1997 by The American Institute of Architects. All rights reserved. WARNING: This AIA® Document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized reproduction
  or distribution of this AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at
  20:42:03 on 10/14/2007 under Order No.1000299547_1 which expires on
  5/22/2008, and is not for resale.

  
	
   

  	
  User Notes:

  	
  (4292343372)

  



 


1

















 


INDEX


(Numbers
and Topics in Bold are Section Headings)


 


Acceptance of Nonconforming Work


9.6.6,
9.9.3, 12.3


Acceptance
of Work


9.6.6,
9.8.2, 9.9.3, 9.10.1, 9.10.3, 12.3


Access to Work


3.16, 6.2.1, 12.1


Accident
Prevention


4.2.3,
10


Acts
and Omissions


3.2,
3.3.2, 3.12.8, 3.18, 4.2.3, 4.3.8, 4.4.1, 8.3.1, 9.5.1, 10.2.5, 13.4.2, 13.7,
14.1


Addenda


1.1.1,
3.11


Additional
Costs, Claims for


4.3.4,
4.3.5, 4.3.6, 6.1.1, 10.3


Additional
Inspections and Testing


9.8.3,
12.2.1, 13.5


Additional
Time, Claims for


4.3.4,
4.3.7, 8.3.2


ADMINISTRATION OF THE CONTRACT


3.1.3,
4,  9.4, 9.5


Advertisement
or Invitation to Bid


1.1.1


Aesthetic
Effect


4.2.13,
4.5.1


Allowances


3.8


All-risk
Insurance


11.4.1.1


Applications for Payment


4.2.5,
7.3.8, 9.2, 9.3, 9.4, 9.5.1, 9.6.3, 9.7.1, 9.8.5, 9.10,
11.1.3, 14.2.4, 14.4.3


Approvals


2.4,
3.1.3, 3.5, 3.10.2, 3.12, 4.2.7, 9.3.2, 13.4.2, 13.5


Arbitration


4.3.3,
4.4, 4.5.1, 4.5.2, 4.6, 8.3.1, 9.7.1, 11.4.9, 11.4.10


Architect


4.1


Architect,
Definition of


4.1.1


Architect,
Extent of Authority


2.4,
3.12.7, 4.2, 4.3.6, 4.4, 5.2, 6.3, 7.1.2, 7.3.6, 7.4, 9.2, 9.3.1, 9.4, 9.5,
9.8.3, 9.10.1, 9.10.3, 12.1, 12.2.1, 13.5.1, 13.5.2, 14.2.2, 14.2.4


Architect,
Limitations of Authority and Responsibility


2.1.1,
3.3.3, 3.12.4, 3.12.8, 3.12.10, 4.1.2, 4.2.1, 4.2.2, 4.2.3, 4.2.6, 4.2.7,
4.2.10, 4.2.12, 4.2.13, 4.4, 5.2.1, 7.4, 9.4.2, 9.6.4, 9.6.6


Architect’s
Additional Services and Expenses


2.4,
11.4.1.1, 12.2.1, 13.5.2, 13.5.3, 14.2.4


Architect’s Administration of the Contract


3.1.3,
4.2, 4.3.4, 4.4, 9.4, 9.5


Architect’s
Approvals


2.4,
3.1.3, 3.5.1, 3.10.2, 4.2.7


Architect’s
Authority to Reject Work


3.5.1,
4.2.6, 12.1.2, 12.2.1


Architect’s
Copyright


1.6


Architect’s
Decisions


4.2.6,
4.2.7, 4.2.11, 4.2.12, 4.2.13, 4.3.4, 4.4.1, 4.4.5, 4.4.6, 4.5, 6.3, 7.3.6,
7.3.8, 8.1.3, 8.3.1, 9.2, 9.4, 9.5.1, 9.8.4, 9.9.1, 13.5.2, 14.2.2, 14.2.4 


Architect’s
Inspections


4.2.2,
4.2.9, 4.3.4, 9.4.2, 9.8.3, 9.9.2, 9.10.1, 13.5


Architect’s
Instructions


3.2.3,
3.3.1, 4.2.6, 4.2.7, 4.2.8, 7.4.1, 12.1, 13.5.2


Architect’s
Interpretations


4.2.11,
4.2.12, 4.3.6


Architect’s
Project Representative


4.2.10


Architect’s
Relationship with Contractor


1.1.2,
1.6, 3.1.3, 3.2.1, 3.2.2, 3.2.3, 3.3.1, 3.4.2, 3.5.1, 3.7.3, 3.10, 3.11, 3.12,
3.16, 3.18, 4.1.2, 4.1.3, 4.2, 4.3.4, 4.4.1, 4.4.7, 5.2, 6.2.2, 7, 8.3.1, 9.2,
9.3, 9.4, 9.5, 9.7, 9.8, 9.9, 10.2.6, 10.3, 11.3, 11.4.7, 12, 13.4.2, 13.5


Architect’s
Relationship with Subcontractors


1.1.2,
4.2.3, 4.2.4, 4.2.6, 9.6.3, 9.6.4, 11.4.7


Architect’s
Representations


9.4.2,
9.5.1, 9.10.1


Architect’s
Site Visits


4.2.2,
4.2.5, 4.2.9, 4.3.4, 9.4.2, 9.5.1, 9.9.2, 9.10.1, 13.5


Asbestos


10.3.1


Attorneys’
Fees


3.18.1,
9.10.2, 10.3.3


Award
of Separate Contracts


6.1.1,
6.1.2


Award of Subcontracts and Other Contracts for Portions of the
Work


5.2


Basic Definitions


1.1


Bidding
Requirements


1.1.1,
1.1.7, 5.2.1, 11.5.1


Boiler and Machinery Insurance


11.4.2


Bonds,
Lien


9.10.2


Bonds,
Performance, and Payment


7.3.6.4,
9.6.7, 9.10.3, 11.4.9, 11.5


Building
Permit


3.7.1


Capitalization


1.3


Certificate
of Substantial Completion


9.8.3, 9.8.4, 9.8.5


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997.
  Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961,
  1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All rights reserved. WARNING: This
  AIA® Document is protected by U.S.
  Copyright Law and International Treaties. Unauthorized reproduction or
  distribution of this AIA® Document, or any portion of it,
  may result in severe civil and criminal penalties, and will be prosecuted to
  the maximum extent possible under the law. This document was produced
  by AIA software at 20:42:03 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


2

















 


Certificates for Payment


4.2.5,
4.2.9, 9.3.3, 9.4, 9.5, 9.6.1,
9.6.6, 9.7.1, 9.10.1, 9.10.3, 13.7, 14.1.1.3, 14.2.4


Certificates
of Inspection, Testing or Approval


13.5.4


Certificates
of Insurance


9.10.2,
11.1.3


Change Orders


1.1.1,
2.4.1, 3.4.2, 3.8.2.3, 3.11.1, 3.12.8, 4.2.8, 4.3.4, 4.3.9, 5.2.3, 7.1, 7.2, 7.3, 8.3.1, 9.3.1.1, 9.10.3, 11.4.1.2,
11.4.4, 11.4.9, 12.1.2


Change
Orders, Definition of


7.2.1


CHANGES IN THE WORK


3.11,
4.2.8, 7, 8.3.1, 9.3.1.1, 11.4.9


Claim,
Definition of


4.3.1


Claims and Disputes


3.2.3,
4.3, 4.4, 4.5, 4.6, 6.1.1, 6.3,
7.3.8, 9.3.3, 9.10.4, 10.3.3


Claims and Timely Assertion of Claims


4.6.5


Claims for Additional Cost


3.2.3,
4.3.4, 4.3.5, 4.3.6, 6.1.1, 7.3.8,
10.3.2


Claims for Additional Time


3.2.3,
4.3.4, 4.3.7, 6.1.1, 8.3.2, 10.3.2


Claims for Concealed or Unknown Conditions


4.3.4


Claims
for Damages


3.2.3,
3.18, 4.3.10, 6.1.1, 8.3.3, 9.5.1, 9.6.7, 10.3.3, 11.1.1, 11.4.5, 11.4.7,
14.1.3, 14.2.4


Claims
Subject to Arbitration


4.4.1,
4.5.1, 4.6.1


Cleaning Up


3.15, 6.3


Commencement of Statutory Limitation Period


13.7


Commencement
of the Work, Conditions Relating to


2.2.1,
3.2.1, 3.4.1, 3.7.1, 3.10.1, 3.12.6, 4.3.5, 5.2.1, 5.2.3, 6.2.2, 8.1.2, 8.2.2,
8.3.1, 11.1, 11.4.1, 11.4.6, 11.5.1


Commencement
of the Work, Definition of


8.1.2


Communications Facilitating Contract Administration


3.9.1,
4.2.4


Completion,
Conditions Relating to


1.6.1,
3.4.1, 3.11, 3.15, 4.2.2, 4.2.9, 8.2, 9.4.2, 9.8, 9.9.1, 9.10, 12.2, 13.7,
14.1.2


COMPLETION, PAYMENTS AND


9


Completion,
Substantial


4.2.9,
8.1.1, 8.1.3, 8.2.3, 9.4.2, 9.8, 9.9.1, 9.10.3, 9.10.4.2, 12.2, 13.7


Compliance
with Laws


1.6.1,
3.2.2, 3.6, 3.7, 3.12.10, 3.13, 4.1.1, 4.4.8, 4.6.4, 4.6.6, 9.6.4, 10.2.2,
11.1, 11.4, 13.1, 13.4, 13.5.1, 13.5.2, 13.6, 14.1.1, 14.2.1.3


Concealed
or Unknown Conditions


4.3.4,
8.3.1, 10.3


Conditions
of the Contract


1.1.1,
1.1.7, 6.1.1, 6.1.4


Consent,
Written


1.6,
3.4.2, 3.12.8, 3.14.2, 4.1.2, 4.3.4, 4.6.4, 9.3.2, 9.8.5, 9.9.1, 9.10.2,
9.10.3, 11.4.1, 13.2, 13.4.2 


CONSTRUCTION BY OWNER OR BY SEPARATE CONTRACTORS


1.1.4,
6


Construction
Change Directive, Definition of


7.3.1


Construction Change Directives


1.1.1,
3.12.8, 4.2.8, 4.3.9, 7.1, 7.3, 9.3.1.1


Construction
Schedules, Contractor’s


1.4.1.2,
3.10, 3.12.1, 3.12.2, 4.3.7.2, 6.1.3


Contingent Assignment of Subcontracts


5.4, 14.2.2.2


Continuing Contract Performance


4.3.3


Contract,
Definition of


1.1.2


CONTRACT, TERMINATION OR SUSPENSION OF THE 


5.4.1.1,
11.4.9, 14


Contract
Administration


3.1.3,
4, 9.4, 9.5


Contract
Award and Execution, Conditions Relating to


3.7.1,
3.10, 5.2, 6.1, 11.1.3, 11.4.6, 11.5.1


Contract Documents, The


1.1, 1.2


Contract
Documents, Copies Furnished and Use of


1.6,
2.2.5, 5.3


Contract
Documents, Definition of


1.1.1


Contract Sum


3.8,
4.3.4, 4.3.5, 4.4.5, 5.2.3, 7.2, 7.3, 7.4, 9.1,
9.4.2, 9.5.1.4, 9.6.7, 9.7, 10.3.2, 11.4.1, 14.2.4, 14.3.2 


Contract
Sum, Definition of


9.1


Contract
Time


4.3.4,
4.3.7, 4.4.5, 5.2.3, 7.2.1.3, 7.3, 7.4, 8.1.1, 8.2, 8.3.1, 9.5.1, 9.7, 10.3.2,
12.1.1, 14.3.2 


Contract
Time, Definition of


8.1.1



CONTRACTOR


3


Contractor,
Definition of


3.1,
6.1.2


Contractor’s Construction Schedules


1.4.1.2,
3.10, 3.12.1, 3.12.2, 4.3.7.2, 6.1.3


Contractor’s
Employees


3.3.2,
3.4.3, 3.8.1, 3.9, 3.18.2, 4.2.3, 4.2.6, 10.2, 10.3, 11.1.1, 11.4.7, 14.1,
14.2.1.1,


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997.
  Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961,
  1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All rights reserved. WARNING: This
  AIA® Document is protected by U.S.
  Copyright Law and International Treaties. Unauthorized reproduction or
  distribution of this AIA® Document, or any portion of it,
  may result in severe civil and criminal penalties, and will be prosecuted to
  the maximum extent possible under the law. This document was produced
  by AIA software at 20:42:03 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


3

















 


Contractor’s Liability Insurance


11.1


Contractor’s
Relationship with Separate Contractors and Owner’s Forces


3.12.5,
3.14.2, 4.2.4, 6, 11.4.7, 12.1.2, 12.2.4


Contractor’s
Relationship with Subcontractors


1.2.2,
3.3.2, 3.18.1, 3.18.2, 5, 9.6.2, 9.6.7, 9.10.2, 11.4.1.2, 11.4.7, 11.4.8


Contractor’s
Relationship with the Architect


1.1.2,
1.6, 3.1.3, 3.2.1, 3.2.2, 3.2.3, 3.3.1, 3.4.2, 3.5.1, 3.7.3, 3.10, 3.11, 3.12,
3.16, 3.18, 4.1.2, 4.1.3, 4.2, 4.3.4, 4.4.1, 4.4.7, 5.2, 6.2.2, 7, 8.3.1, 9.2,
9.3, 9.4, 9.5, 9.7, 9.8, 9.9, 10.2.6, 10.3, 11.3, 11.4.7, 12, 13.4.2, 13.5


Contractor’s
Representations


1.5.2,
3.5.1, 3.12.6, 6.2.2, 8.2.1, 9.3.3, 9.8.2


Contractor’s
Responsibility for Those Performing the Work


3.3.2,
3.18, 4.2.3, 4.3.8, 5.3.1, 6.1.3, 6.2, 6.3, 9.5.1, 10


Contractor’s
Review of Contract Documents


1.5.2,
3.2, 3.7.3


Contractor’s
Right to Stop the Work


9.7


Contractor’s
Right to Terminate the Contract


4.3.10,
14.1


Contractor’s
Submittals


3.10,
3.11, 3.12, 4.2.7, 5.2.1, 5.2.3, 7.3.6, 9.2, 9.3, 9.8.2, 9.8.3, 9.9.1, 9.10.2,
9.10.3, 11.1.3, 11.5.2 


Contractor’s
Superintendent


3.9,
10.2.6


Contractor’s
Supervision and Construction Procedures


1.2.2,
3.3, 3.4, 3.12.10, 4.2.2, 4.2.7, 4.3.3, 6.1.3, 6.2.4, 7.1.3, 7.3.4, 7.3.6, 8.2,
10, 12, 14 


Contractual
Liability Insurance


11.1.1.8,
11.2, 11.3


Coordination
and Correlation


1.2,
1.5.2, 3.3.1, 3.10, 3.12.6, 6.1.3, 6.2.1


Copies
Furnished of Drawings and Specifications


1.6,
2.2.5, 3.11


Copyrights


1.6,
3.17


Correction
of Work


2.3,
2.4, 3.7.4, 4.2.1, 9.4.2, 9.8.2, 9.8.3, 9.9.1, 12.1.2, 12.2, 13.7.1.3


Correlation and Intent of the Contract Documents

1.2


Cost,
Definition of


7.3.6


Costs


2.4,
3.2.3, 3.7.4, 3.8.2, 3.15.2, 4.3, 5.4.2, 6.1.1, 6.2.3, 7.3.3.3, 7.3.6, 7.3.7,
7.3.8, 9.10.2, 10.3.2, 10.5, 11.3, 11.4, 12.1, 12.2.1, 12.2.4, 13.5, 14


Cutting and Patching


6.2.5,
3.14


Damage
to Construction of Owner or Separate Contractors


3.14.2,
6.2.4, 9.2.1.5, 10.2.1.2, 10.2.5, 10.6, 11.1, 11.4, 12.2.4


Damage
to the Work


3.14.2,
9.9.1, 10.2.1.2, 10.2.5, 10.6, 11.4, 12.2.4


Damages,
Claims for


3.2.3,
3.18, 4.3.10, 6.1.1, 8.3.3, 9.5.1, 9.6.7, 10.3.3, 11.1.1, 11.4.5, 11.4.7,
14.1.3, 14.2.4


Damages
for Delay


6.1.1,
8.3.3, 9.5.1.6, 9.7, 10.3.2


Date
of Commencement of the Work, Definition of


8.1.2


Date
of Substantial Completion, Definition of


8.1.3


Day,
Definition of


8.1.4


Decisions
of the Architect


4.2.6,
4.2.7, 4.2.11, 4.2.12, 4.2.13, 4.3.4, 4.4.1, 4.4.5, 4.4.6, 4.5, 6.3, 7.3.6,
7.3.8, 8.1.3, 8.3.1, 9.2, 9.4, 9.5.1, 9.8.4, 9.9.1, 13.5.2, 14.2.2, 14.2.4


Decisions to Withhold Certification


9.4.1,
9.5, 9.7, 14.1.1.3


Defective
or Nonconforming Work, Acceptance, Rejection and Correction of


2.3,
2.4, 3.5.1, 4.2.6, 6.2.5, 9.5.1, 9.5.2, 9.6.6, 9.8.2, 9.9.3, 9.10.4, 12.2.1,
13.7.1.3


Defective
Work, Definition of


3.5.1


Definitions


1.1,
2.1.1, 3.1, 3.5.1, 3.12.1, 3.12.2, 3.12.3, 4.1.1, 4.3.1, 5.1, 6.1.2, 7.2.1,
7.3.1, 7.3.6, 8.1, 9.1, 9.8.1


Delays and Extensions of Time


3.2.3,
4.3.1, 4.3.4, 4.3.7, 4.4.5, 5.2.3, 7.2.1, 7.3.1, 7.4.1, 8.3, 9.5.1, 9.7.1, 10.3.2, 10.6.1, 14.3.2


Disputes


4.1.4,
4.3, 4.4, 4.5, 4.6, 6.3, 7.3.8


Documents and Samples at the Site


3.11


Drawings,
Definition of


1.1.5


Drawings
and Specifications, Use and Ownership of


1.1.1,
1.3, 2.2.5, 3.11, 5.3


Effective
Date of Insurance


8.2.2,
11.1.2


Emergencies


4.3.5,
10.6, 14.1.1.2


Employees,
Contractor’s


3.3.2,
3.4.3, 3.8.1, 3.9, 3.18.2, 4.2.3, 4.2.6, 10.2, 10.3, 11.1.1, 11.4.7, 14.1,
14.2.1.1


Equipment,
Labor, Materials and


1.1.3,
1.1.6, 3.4, 3.5.1, 3.8.2, 3.8.3, 3.12, 3.13, 3.15.1, 4.2.6, 4.2.7, 5.2.1,
6.2.1, 7.3.6, 9.3.2, 9.3.3, 9.5.1.3, 9.10.2, 10.2.1, 10.2.4, 14.2.1.2


Execution
and Progress of the Work


1.1.3,
1.2.1, 1.2.2, 2.2.3, 2.2.5, 3.1, 3.3, 3.4, 3.5, 3.7, 3.10, 3.12, 3.14, 4.2.2,
4.2.3, 4.3.3, 6.2.2, 7.1.3, 7.3.4, 8.2, 9.5, 9.9.1, 10.2, 10.3, 12.2, 14.2,
14.3


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997.
  Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961,
  1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All rights reserved. WARNING: This
  AIA® Document is protected by U.S.
  Copyright Law and International Treaties. Unauthorized reproduction or
  distribution of this AIA® Document, or any portion of it,
  may result in severe civil and criminal penalties, and will be prosecuted to
  the maximum extent possible under the law. This document was produced
  by AIA software at 20:42:03 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


4

















 


Extensions of Time


3.2.3,
4.3.1, 4.3.4, 4.3.7, 4.4.5, 5.2.3, 7.2.1, 7.3, 7.4.1, 9.5.1, 9.7.1, 10.3.2,
10.6.1, 14.3.2


Failure of Payment


4.3.6,
9.5.1.3, 9.7, 9.10.2, 14.1.1.3,
14.2.1.2, 13.6


Faulty
Work


(See Defective or
Nonconforming Work)


Final Completion and Final Payment


4.2.1,
4.2.9, 4.3.2, 9.8.2, 9.10, 11.1.2,
11.1.3, 11.4.1, 11.4.5, 12.3.1, 13.7, 14.2.4, 14.4.3


Financial
Arrangements, Owner’s


2.2.1,
13.2.2, 14.1.1.5


Fire
and Extended Coverage Insurance


11.4


GENERAL PROVISIONS


1


Governing Law


13.1


Guarantees
(See
Warranty)


Hazardous
Materials


10.2.4,
10.3, 10.5


Identification
of Contract Documents


1.5.1


Identification
of Subcontractors and Suppliers


5.2.1


Indemnification


3.17,
3.18, 9.10.2, 10.3.3, 10.5,
11.4.1.2, 11.4.7


Information and Services Required of the Owner


2.1.2,
2.2, 3.2.1, 3.12.4, 3.12.10,
4.2.7, 4.3.3, 6.1.3, 6.1.4, 6.2.5, 9.3.2, 9.6.1, 9.6.4, 9.9.2, 9.10.3, 10.3.3, 11.2,
11.4, 13.5.1, 13.5.2, 14.1.1.4, 14.1.4


Injury or Damage to Person or Property


4.3.8, 10.2, 10.6


Inspections


3.1.3,
3.3.3, 3.7.1, 4.2.2, 4.2.6, 4.2.9, 9.4.2, 9.8.2, 9.8.3, 9.9.2, 9.10.1, 12.2.1,
13.5


Instructions
to Bidders


1.1.1


Instructions
to the Contractor


3.2.3,
3.3.1, 3.8.1, 4.2.8, 5.2.1, 7, 12, 8.2.2, 13.5.2


Insurance


3.18.1,
6.1.1, 7.3.6, 8.2.1, 9.3.2, 9.8.4, 9.9.1, 9.10.2, 9.10.5, 11


Insurance, Boiler and Machinery


11.4.2


Insurance, Contractor’s Liability


11.1


Insurance,
Effective Date of


8.2.2,
11.1.2


Insurance, Loss of Use


11.4.3


Insurance, Owner’s Liability


11.2


Insurance, Project Management Protective Liability


11.3


Insurance, Property


10.2.5,
11.4


Insurance,
Stored Materials


9.3.2,
11.4.1.4


INSURANCE AND BONDS


11


Insurance
Companies, Consent to Partial Occupancy 


9.9.1,
11.4.1.5


Insurance
Companies, Settlement with


11.4.10


Intent
of the Contract Documents


1.2.1,
4.2.7, 4.2.12, 4.2.13, 7.4


Interest


13.6


Interpretation


1.2.3,
1.4, 4.1.1, 4.3.1, 5.1, 6.1.2,
8.1.4 


Interpretations,
Written


4.2.11,
4.2.12, 4.3.6


Joinder
and Consolidation of Claims Required


4.6.4


Judgment on Final Award


4.6.6


Labor and Materials, Equipment


1.1.3,
1.1.6, 3.4, 3.5.1, 3.8.2, 3.8.3,
3.12, 3.13, 3.15.1, 42.6, 4.2.7, 5.2.1, 6.2.1, 7.3.6, 9.3.2, 9.3.3, 9.5.1.3,


9.10.2,
10.2.1, 10.2.4, 14.2.1.2


Labor
Disputes


8.3.1


Laws
and Regulations


1.6,
3.2.2, 3.6, 3.7, 3.12.10, 3.13, 4.1.1, 4.4.8, 4.6, 9.6.4, 9.9.1, 10.2.2, 11.1,
11.4, 13.1, 13.4, 13.5.1, 13.5.2, 13.6, 14 


Liens


2.1.2,
4.4.8, 8.2.2, 9.3.3, 9.10


Limitation on Consolidation or Joinder


4.6.4


Limitations,
Statutes of


4.6.3,
12.2.6, 13.7


Limitations
of Liability


2.3,
3.2.1, 3.5.1, 3.7.3, 3.12.8, 3.12.10, 3.17, 3.18, 4.2.6, 4.2.7, 4.2.12, 6.2.2,
9.4.2, 9.6.4, 9.6.7, 9.10.4, 10.3.3, 10.2.5, 11.1.2, 11.2.1, 11.4.7, 12.2.5,
13.4.2 


Limitations
of Time


2.1.2,
2.2, 2.4, 3.2.1, 3.7.3, 3.10, 3.11, 3.12.5, 3.15.1, 4.2.7, 4.3, 4.4, 4.5, 4.6,
5.2, 5.3, 5.4, 6.2.4, 7.3, 7.4, 8.2, 9.2, 9.3.1, 9.3.3, 9.4.1, 9.5, 9.6, 9.7,
9.8, 9.9, 9.10, 11.1.3, 11.4.1.5, 11.4.6, 11.4.10, 12.2, 13.5, 13.7, 14


Loss of Use Insurance 


11.4.3


Material
Suppliers


1.6,
3.12.1, 4.2.4, 4.2.6, 5.2.1, 9.3, 9.4.2, 9.6, 9.10.5 


Materials,
Hazardous


10.2.4,
10.3, 10.5


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997.
  Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961,
  1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All rights reserved. WARNING: This
  AIA® Document is protected by U.S.
  Copyright Law and International Treaties. Unauthorized reproduction or
  distribution of this AIA® Document, or any portion of it,
  may result in severe civil and criminal penalties, and will be prosecuted to
  the maximum extent possible under the law. This document was produced
  by AIA software at 20:42:03 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


5

















 


Materials, Labor, Equipment and


1.1.3,
1.1.6, 1.6.1, 3.4, 3.5.1, 3.8.2, 3.8.23, 3.12, 3.13, 3.15.1, 4.2.6, 4.2.7,
5.2.1, 6.2.1, 7.3.6, 9.3.2, 9.3.3, 9.5.1.3, 9.10.2, 10.2.1, 10.2.4, 14.2.1.2


Means,
Methods, Techniques, Sequences and Procedures of Construction


3.3.1,
3.12.10, 4.2.2, 4.2.7, 9.4.2


Mechanic’s
Lien


4.4.8


Mediation


4.4.1,
4.4.5, 4.4.6, 4.4.8, 4.5, 4.6.1, 4.6.2,
8.3.1, 10.5


Minor Changes in the Work


1.1.1,
3.12.8, 4.2.8, 4.3.6, 7.1, 74 


MISCELLANEOUS PROVISIONS


13


Modifications,
Definition of


1.1.1


Modifications
to the Contract


1.1.1,
1.1.2, 3.7.3, 3.11, 4.1.2, 4.2.1, 5.2.3, 7, 8.3.1, 9.7, 10.3.2, 11.4.1


Mutual Responsibility


6.2


Nonconforming Work, Acceptance of


9.6.6,
9.9.3, 12.3


Nonconforming
Work, Rejection and Correction of


2.3,
2.4, 3.5.1, 4.2.6, 6.2.5, 9.5.1, 9.8.2, 9.9.3, 9.10.4, 12.2.1, 13.7.1.3


Notice


2.2.1,
2.3, 2.4, 3.2.3, 3.3.1, 3.7.2, 3.7.4, 3.12.9, 4.3, 4.4.8, 4.6.5, 5.2.1, 8.2.2,
9.7, 9.10, 10.2.2, 11.1.3, 11.4.6, 12.2.2, 12.2.4, 13.3, 13.5.1, 13.5.2, 14.1,
14.2


Notice, Written


2.3,
2.4, 3.3.1, 3.9, 3.12.9, 3.12.10, 4.3, 4.4.8, 4.6.5, 5.2.1, 8.2.2, 9.7, 9.10,
10.2.2, 10.3, 11.1.3, 11.4.6, 12.2.2, 12.2.4, 13.3,
14


Notice
of Testing and Inspections


13.5.1,
13.5.2


Notice
to Proceed


8.2.2


Notices, Permits, Fees and


2.2.2,
3.7, 3.13, 7.3.6.4, 10.2.2


Observations,
Contractor’s


1.5.2,
3.2, 3.7.3, 4.3.4


Occupancy


2.2.2,
9.6.6, 9.8, 11.4.1.5


Orders,
Written


1.1.1,
2.3, 3.9, 4.3.6, 7, 8.2.2, 11.4.9, 12.1, 12.2, 13.5.2, 14.3.1


OWNER


2


Owner,
Definition of


2.1


Owner, Information and Services Required of the


2.1.2,
2.2, 3.2.1, 3.12.4, 3.12.10,
4.2.7, 4.3.3, 6.1.3, 6.1.4, 6.2.5, 9.3.2, 9.6.1, 9.6.4, 9.9.2, 9.10.3, 10.3.3,
11.2, 11.4, 13.5.1, 13.5.2, 14.1.1.4, 14.1.4


Owner’s
Authority


1.6,
2.1.1, 2.3, 2.4, 3.4.2, 3.8.1, 3.12.10, 3.14.2, 4.1.2, 4.1.3, 4.2.4, 4.2.9,
4.3.6, 4.4.7, 5.2.1, 5.2.4, 5.4.1, 6.1, 6.3, 7.2.1, 7.3.1, 8.2.2, 8.3.1, 9.3.1,
9.3.2, 9.5.1, 9.9.1, 9.10.2, 10.3.2, 11.1.3, 11.3.1, 11.4.3, 11.4.10, 12.2.2,
12.3.1, 13.2.2, 14.3, 14.4


Owner’s
Financial Capability


2.2.1,
13.2.2, 14.1.1.5


Owner’s Liability Insurance


11.2


Owner’s
Loss of Use Insurance


11.4.3


Owner’s
Relationship with Subcontractors


1.1.2,
5.2, 5.3, 5.4, 9.6.4, 9.10.2, 14.2.2


Owner’s Right to Carry Out the Work


2.4, 12.2.4. 14.2.2.2


Owner’s Right to Clean Up


6.3


Owner’s Right to Perform Construction and to Award Separate
Contracts


6.1


Owner’s Right to Stop the Work


2.3


Owner’s
Right to Suspend the Work


14.3


Owner’s
Right to Terminate the Contract


14.2


Ownership and Use of Drawings, Specifications and Other
Instruments of Service


1.1.1,
1.6, 2.2.5, 3.2.1, 3.11.1, 3.17.1,
4.2.12, 5.3 


Partial Occupancy or Use


9.6.6,
9.9, 11.4.1.5


Patching, Cutting and


3.14, 6.2.5


Patents


3.17


Payment, Applications for


4.2.5,
7.3.8, 9.2, 9.3, 9.4, 9.5.1,
9.6.3, 9.7.1, 9.8.5, 9.10.1, 9.10.3, 9.10.5, 11.1.3, 14.2.4, 14.4.3


Payment, Certificates for


4.2.5,
4.2.9, 9.3.3, 9.4, 9.5, 9.6.1,
9.6.6, 9.7.1, 9.10.1, 9.10.3, 13.7, 14.1.1.3, 14.2.4


Payment, Failure of


4.3.6,
9.5.1.3, 9.7, 9.10.2,
14.1.1.3, 14.2.1.2, 13.6


Payment,
Final


4.2.1,
4.2.9, 4.3.2, 9.8.2, 9.10, 11.1.2, 11.1.3, 11.4.1, 11.4.5, 12.3.1, 13.7,
14.2.4, 14.4.3


Payment Bond, Performance Bond and


7.3.6.4,
9.6.7, 9.10.3, 11.4.9, 11.5


Payments,
Progress


4.3.3,
9.3, 9.6, 9.8.5, 9.10.3, 13.6, 14.2.3


PAYMENTS AND COMPLETION


9


Payments
to Subcontractors


5.4.2,
9.5.1.3, 9.6.2, 9.6.3, 9.6.4, 9.6.7, 11.4.8, 14.2.1.2


PCB


10.3.1


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997.
  Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961,
  1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All rights reserved. WARNING: This
  AIA® Document is protected by U.S.
  Copyright Law and International Treaties. Unauthorized reproduction or
  distribution of this AIA® Document, or any portion of it,
  may result in severe civil and criminal penalties, and will be prosecuted to
  the maximum extent possible under the law. This document was produced
  by AIA software at 20:42:03 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


6

















 


Performance Bond and Payment Bond


7.3.6.4, 9.6.7, 9.10.3, 11.4.9, 11.5


Permits, Fees and Notices


2.2.2,
3.7, 3.13, 7.3.6.4, 10.2.2


PERSONS AND PROPERTY, PROTECTION OF


10


Polychlorinated
Biphenyl


10.3.1


Product
Data, Definition of


3.12.2


Product Data and Samples, Shop Drawings


3.11,
3.12, 4.2.7


Progress and Completion


4.2.2,
4.3.3, 8.2, 9.8, 9.9.1, 14.1.4


Progress Payments


4.3.3,
9.3, 9.6, 9.8.5, 9.10.3, 13.6,
14.2.3


Project,
Definition of the


1.1.4


Project Management Protective Liability Insurance


11.3


Project
Manual, Definition of the


1.1.7


Project
Manuals


2.2.5


Project
Representatives


4.2.10


Property Insurance


10.2.5,
11.4


PROTECTION OF PERSONS AND PROPERTY


10


Regulations
and Laws


1.6,
3.2.2, 3.6, 3.7, 3.12.10, 3.13, 4.1.1, 4.4.8, 4.6, 9.6.4, 9.9.1, 10.2.2, 11.1,
11.4, 13.1, 13.4, 13.5.1, 13.5.2, 13.6, 14


Rejection
of Work


3.5.1,
4.2.6, 12.2.1


Releases
and Waivers of Liens


9.10.2


Representations


1.5.2,
3.5.1, 3.12.6, 6.2.2, 8.2.1, 9.3.3, 9.4.2, 9.5.1, 9.8.2, 9.10.1


Representatives


2.1.1,
3.1.1, 3.9, 4.1.1, 4.2.1, 4.2.10, 5.1.1, 5.1.2, 13.2.1


Resolution of Claims and Disputes


4.4, 4.5, 4.6


Responsibility
for Those Performing the Work


3.3.2,
3.18, 4.2.3, 4.3.8, 5.3.1, 6.1.3, 6.2, 6.3, 9.5.1, 10


Retainage


9.3.1,
9.6.2, 9.8.5, 9.9.1, 9.10.2, 9.10.3


Review of Contract Documents and Field Conditions by
Contractor


1.5.2, 3.2, 3.7.3, 3.12.7,
6.1.3


Review
of Contractor’s Submittals by Owner and Architect


3.10.1,
3.10.2, 3.11, 3.12, 4.2, 5.2, 6.1.3, 9.2, 9.8.2


Review
of Shop Drawings, Product Data and Samples by Contractor


3.12


Rights and Remedies


1.1.2,
2.3, 2.4, 3.5.1, 3.15.2, 4.2.6, 4.3.4, 4.5, 4.6, 5.3, 5.4, 6.1, 6.3, 7.3.1,
8.3, 9.5.1, 9.7, 10.2.5, 10.3, 12.2.2, 12.2.4, 13.4,
14


Royalties, Patents and Copyrights


3.17


Rules and
Notices for Arbitration


4.6.2


Safety of Persons and Property


10.2, 10.6


Safety Precautions and Programs


3.3.1,
4.2.2, 4.2.7, 5.3.1, 10.1, 10.2, 10.6


Samples,
Definition of


3.12.3


Samples, Shop Drawings, Product Data and


3.11,
3.12, 4.2.7


Samples at the Site, Documents and


3.11


Schedule of Values


9.2, 9.3.1


Schedules,


1.4.1.2,
3.10, 3. Construction 12.1, 3.12.2, 4.3.7.2, 6.1.3


Separate
Contracts and Contractors


1.1.4,
3.12.5, 3.14.2, 4.2.4, 4.2.7, 4.6.4, 6, 8.3.1, 11.4.7, 12.1.2, 12.2.5


Shop
Drawings, Definition of


3.12.1


Shop Drawings, Product Data and Samples


3.11,
3.12, 4.2.7


Site, Use of


3.13, 6.1.1, 6.2.1


Site
Inspections


1.2.2,
3.2.1, 3.3.3, 3.7.1, 4.2, 4.3.4, 9.4.2, 9.10.1, 13.5


Site
Visits, Architect’s


4.2.2,
4.2.9, 4.3.4, 9.4.2, 9.5.1, 9.9.2, 9.10.1, 13.5


Special
Inspections and Testing


4.2.6,
12.2.1, 13.5


Specifications,
Definition of the


1.1.6


Specifications, The


1.1.1, 1.1.6, 1.1.7, 1.2.2,
1.6, 3.11, 3.12.10, 3.17


Statute
of Limitations


4.6.3,
12.2.6, 13.7


Stopping
the Work


2.3,
4.3.6, 9.7, 10.3, 14.1


Stored
Materials


6.2.1,
9.3.2, 10.2.1.2, 10.2.4, 11.4.1.4


Subcontractor,
Definition of


5.1.1


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997.
  Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961,
  1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All rights reserved. WARNING: This
  AIA® Document is protected by U.S.
  Copyright Law and International Treaties. Unauthorized reproduction or
  distribution of this AIA® Document, or any portion of it,
  may result in severe civil and criminal penalties, and will be prosecuted to
  the maximum extent possible under the law. This document was produced
  by AIA software at 20:42:03 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


7

















 


SUBCONTRACTORS


5


Subcontractors,
Work by


1.2.2,
3.3.2, 3.12.1, 4.2.3, 5.2.3, 5.3, 5.4, 9.3.1.2, 9.6.7


Subcontractual Relations


5.3, 5.4, 9.3.1.2, 9.6, 9.10 10.2.1, 11.4.7, 11.4.8, 14.1,
14.2.1, 14.3.2


Submittals


1.6,
3.10, 3.11, 3.12, 4.2.7, 5.2.1, 5.2.3, 7.3.6, 9.2, 9.3, 9.8, 9.9.1, 9.10.2,
9.10.3, 11.1.3


Subrogation, Waivers of


6.1.1,
11.4.5, 11.4.7


Substantial Completion


4.2.9,
8.1.1, 8.1.3, 8.2.3, 9.4.2, 9.8, 9.9.1,
9.10.3, 9.10.4.2, 12.2, 13.7


Substantial
Completion, Definition of


9.8.1


Substitution
of Subcontractors


5.2.3,
5.2.4


Substitution
of Architect


4.1.3


Substitutions
of Materials


3.4.2,
3.5.1, 7.3.7


Sub-subcontractor,
Definition of


5.1.2


Subsurface
Conditions


4.3.4


Successors and Assigns


13.2 


Superintendent


3.9, 10.2.6


Supervision and Construction Procedures


1.2.2,
3.3, 3.4, 3.12.10, 4.2.2, 4.2.7,
4.3.3, 6.1.3, 6.2.4, 7.1.3, 7.3.6, 8.2, 8.3.1, 9.4.2, 10, 12, 14 


Surety


4.4.7,
5.4.1.2, 9.8.5, 9.10.2, 9.10.3, 14.2.2


Surety,
Consent of


9.10.2,
9.10.3


Surveys


2.2.3


Suspension by the Owner for Convenience


14.4


Suspension
of the Work


5.4.2,
14.3


Suspension
or Termination of the Contract


4.3.6,
5.4.1.1, 11.4.9, 14


Taxes


3.6, 3.8.2.1, 7.3.6.4


Termination by the Contractor


4.3.10,
14.1


Termination by the Owner for Cause


4.3.10,
5.4.1.1, 14.2


Termination
of the Architect


4.1.3


Termination
of the Contractor


14.2.2


TERMINATION OR SUSPENSION OF THE CONTRACT


14


Tests and Inspections


3.1.3,
3.3.3, 4.2.2, 4.2.6, 4.2.9, 9.4.2, 9.8.3, 9.9.2, 9.10.1, 10.3.2, 11.4.1.1,
12.2.1,13.5


TIME


8


Time, Delays and Extensions of


3.2.3,
4.3.1, 4.3.4, 4.3.7, 4.4.5, 5.2.3, 7.2.1, 7.3.1, 7.4.1, 8.3, 9.5.1, 9.7.1, 10.3.2, 10.6.1, 14.3.2


Time
Limits


2.1.2,
2.2, 2.4, 3.2.1, 3.7.3, 3.10, 3.11, 3.12.5, 3.15.1, 4.2, 4.3, 4.4, 4.5, 4.6,
5.2, 5.3, 5.4, 6.2.4, 7.3, 7.4, 8.2, 9.2, 9.3.1, 9.3.3, 9.4.1, 9.5, 9.6, 9.7,
9.8, 9.9, 9.10, 11.1.3, 11.4.1.5, 11.4.6, 11.4.10, 12.2, 13.5, 13.7, 14


Time Limits on Claims


4.3.2, 4.3.4, 4.3.8, 4.4, 4.5, 4.6


Title
to Work


9.3.2,
9.3.3


UNCOVERING AND CORRECTION OF WORK


12


Uncovering of Work


12.1


Unforeseen
Conditions


4.3.4,
8.3.1, 10.3


Unit
Prices


4.3.9,
7.3.3.2


Use
of Documents


1.1.1,
1.6, 2.2.5, 3.12.6, 5.3


Use of Site


3.13, 6.1.1, 6.2.1


Values, Schedule of


9.2, 9.3.1


Waiver
of Claims by the Architect


13.4.2


Waiver
of Claims by the Contractor


4.3.10,
9.10.5, 11.4.7, 13.4.2


Waiver
of Claims by the Owner


4.3.10,
9.9.3, 9.10.3, 9.10.4, 11.4.3, 11.4.5, 11.4.7, 12.2.2.1, 13.4.2, 14.2.4


Waiver of Consequential Damages


4.3.10, 14.2.4


Waiver
of Liens


9.10.2,
9.10.4


Waivers of Subrogation


6.1.1,
11.4.5, 11.4.7


Warranty


3.5, 4.2.9, 4.3.5.3, 9.3.3, 9.8.4, 9.9.1, 9.10.4, 12.2.2,
13.7.1.3


Weather
Delays


4.3.7.2


Work,
Definition of


1.1.3


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997.
  Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961,
  1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All rights reserved. WARNING: This
  AIA® Document is protected by U.S.
  Copyright Law and International Treaties. Unauthorized reproduction or
  distribution of this AIA® Document, or any portion of it,
  may result in severe civil and criminal penalties, and will be prosecuted to
  the maximum extent possible under the law. This document was produced
  by AIA software at 20:42:03 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


8

















 


Written
Consent


1.6, 3.4.2, 3.12.8, 3.14.2, 4.1.2, 4.3.4, 4.6.4, 9.3.2,  9.8.5, 9.9.1,
9.10.2, 9.10.3, 11.4.1, 13.2, 13.4.2


Written
Interpretations


4.2.11,
4.2.12, 4.3.6  


Written Notice


2.3,
2.4, 3.3.1, 3.9, 3.12.9, 3.12.10, 4.3, 4.4.8, 4.6.5, 5.2.1, 8.2.2, 9.7, 9.10,
10.2.2, 10.3, 11.1.3, 11.4.6, 12.2.2, 12.2.4, 13.3, 14


Written
Orders  


1.1.1,
2.3, 3.9, 4.3.6, 7, 8.2.2, 11.4.9, 12.1, 12.2, 13.5.2, 14.3.1


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997.
  Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961,
  1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All rights reserved. WARNING: This
  AIA® Document is protected by U.S.
  Copyright Law and International Treaties. Unauthorized reproduction or
  distribution of this AIA® Document, or any portion of it,
  may result in severe civil and criminal penalties, and will be prosecuted to
  the maximum extent possible under the law. This document was produced
  by AIA software at 20:42:03 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


9














 


ARTICLE 1 GENERAL PROVISIONS


§ 1.1 BASIC DEFINITIONS


§ 1.1.1 THE CONTRACT DOCUMENTS


The
Contract Documents are defined in Article 1 of the Agreement between Owner
and Contractor, including all Exhibits, of which these General Conditions are Exhibit B  (hereinafter the “Agreement”). The Contractor acknowledges that it has
had an opportunity to visit the site and to consult with the Architect, the
Fill/Finish A/E, the Owner and the Project Manager to obtain any clarifications
necessary to establish the Contract Sum. In that regard, Contractor warrants
that it has reviewed the Contract Documents (which include, but are not limited
to, the design documents prepared by the Fill/Finish A/E), they are sufficient,
and Contractor has obtained any clarifications necessary to prosecute the Work.


 


§ 1.1.2 THE CONTRACT


The
Contract Documents form the Contract for Construction. The Contract represents
the entire and integrated agreement between the parties hereto and supersedes
prior negotiations, representations or agreements, either written or oral. The
Contract may be amended or modified only by a Modification. The Contract
Documents shall not be construed to create a contractual relationship of any
kind (1) between the Architect and Contractor, (2) between the
Fill/Finish A/E and Contractor, (3) between the Owner and a Subcontractor
or Sub-subcontractor or supplier, (4) between the Owner and Architect or (5) between
any persons or entities other than the Owner and Contractor. The Architect and
the Fill/Finish A/E shall, however, be entitled to performance and enforcement
of obligations under the Contract intended to facilitate performance of the
Architect’s and Fill/Finish A/E’s duties.


 


§ 1.1.3 THE WORK


The
term “Work” means the construction and services required by the Contract
Documents, whether completed or partially completed, and includes all other
labor, materials, equipment and services provided or to be provided by the
Contractor to fulfill the Contractor’s obligations. The Work may constitute the
whole or a part of the Project.


 


§ 1.1.4 THE PROJECT


The
Project is the total construction of which the Work performed under the
Contract Documents may be the whole or a part and which may include
construction by the Owner or by separate contractors.


 


§ 1.1.5 THE DRAWINGS


The
Drawings are the graphic and pictorial portions of the Contract Documents
showing the design, location and dimensions of the Work, generally including
plans, elevations, sections, details, schedules and diagrams, and include
drawings prepared by the Fill/Finish A/E.


 


§ 1.1.6 THE SPECIFICATIONS


The
Specifications are that portion of the Contract Documents consisting of the
written requirements for materials, equipment, systems, standards and
workmanship for the Work, and performance of related services and include
specifications prepared by the Fill/Finish A/E.


 


§ 1.1.7 THE PROJECT MANUAL


The
Project Manual is a volume assembled for the Work which may include the bidding
requirements, sample forms, Conditions of the Contract and Specifications.


 


§ 1.1.8 REASONABLY INFERABLE


The
standard of determination of what is “reasonably inferable” shall be that which
would be reasonably inferred as part of the work by national, large and
experienced contractors engaged during the preconstruction services phase of projects
similar to the Project


 


§ 1.1.9 CONTRACTOR’S COST AND EXPENSE


Whenever
in these General Conditions the Contractor is required to bear a cost “at its
expense”, “at its cost” or similar phrases, such costs and expenses shall be
reimbursable as Cost of the Work to the extent permitted by the provisions of Article 7
of the Agreement and not excluded by the provisions of Article 8 of the
Agreement.


 


§ 1.2 CORRELATION AND INTENT OF THE CONTRACT DOCUMENTS


§ 1.2.1 The intent of the Contract Documents is to include all items necessary
for the proper execution and completion of the Work by the Contractor. The
Contract Documents are complementary, and what is required by


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


10

















 


one
shall be as binding as if required by all; performance by the Contractor shall
be required only to the extent consistent with the Contract Documents and
reasonably inferable from them as being necessary to produce the intended
results.


 


§ 1.2.2 Organization of the Specifications into divisions, sections and
articles, and arrangement of Drawings shall not control the Contractor in
dividing the Work among Subcontractors or in establishing the extent of Work to
be performed by any trade. In general, the Drawings shall be considered as
establishing location, quantity and relationship of materials and the
Specifications shall be considered as defining type and quality of materials
and workmanship requirements. The requirements for the greatest quantity and
the highest quality to be interpreted from those documents shall govern unless
otherwise directed or clarified by the Owner.


 


§ 1.2.3 Unless otherwise stated in the Contract Documents, words which have
well-known technical or construction industry meanings are used in the Contract
Documents in accordance with such recognized meanings.


 


§ 1.2.4 The Contractor shall not commence the Work, or thereafter perform any
Change Order Work, without prior written instructions from the Owner or its
authorized representative. Drawings are, in general, drawn to scale, and are of
necessity diagrammatic; symbols are used to indicate materials and structural,
mechanical and electrical control requirements. The Contractor acknowledges
that it is not possible to indicate all connections, fittings, fastenings, etc.
which are required to be furnished for the proper execution of the Work and
which are reasonably inferred from the Drawings. Any connections, fittings,
fastenings, etc. required to be furnished for the proper execution of the Work
and which are reasonably inferable from the Contract Documents as necessary to
provide the intended results shall be provided by the Contractor at no
additional cost using industry standards and good construction practice as a
basis for making such inference. Connections, fittings, fastenings, etc.
included in the Contract Documents shall be furnished by Contractor as part of
the Contract Sum. In addition, all Work and services performed by the
Contractor shall conform to CGMP standards mandated by the Food and Drug
Administration and European and Japanese equivalents bearing on the performance
of the Work and all other federal, state and local laws, ordinances, orders,
rules, codes and regulations bearing on the performance of the Work
(collectively, “Applicable Laws”).


 


§ 1.2.5 It is Contractor’s responsibility to request from the Architect and/or
the Fill/Finish A/E (with a copy to the Architect) any and all required
clarifications of all questions which may have arisen or may arise as to intent
of the Contract Documents. The Architect shall issue clarifications to the
Contractor (on its own behalf and as a pass-through for the Fill/Finish A/E)
only after written approval thereof by the Owner. Should the Contractor have
failed to request such clarification, in accordance with the standards
described in Section 3.2.1 below, then the Owner or Architect (after
consultation with the Owner and Fill/Finish A/E if appropriate) shall direct
that the Work proceed by any method indicated, specified or required by the
Contract Documents in the interest of maintaining good construction practices,
and such direction by the Owner or Architect shall not constitute the basis for
a claim for extra costs or time by the Contractor. Notwithstanding the
foregoing, even if the Contractor fails to request a clarification in a timely
manner, and the issue involves an omission of an item in the Contract
Documents, the Contractor shall not be responsible for the costs associated
with providing such item (unless such item is reasonably inferable from the
Contract Documents as necessary to provide the intended results), but will be
responsible for the incremental costs incurred as a result of the delay in
reporting such omission.


 


§ 1.2.6 The Contractor shall verify all dimensions prior to execution of any
particular phase of the Work. Whenever inaccuracies or discrepancies are found,
the Contractor shall consult the Architect prior to any construction or
demolition. Should any dimensions be missing, the Architect will, after
consultation with the Owner and Fill/Finish A/E, if appropriate, supply such
dimensions prior to execution of the Work. Dimensions for items to be fitted
into constructed conditions at the site will be taken at the site. Whenever a
stock size manufactured item or piece of equipment is specified by its nominal
size, the actual space requirements for setting or entrance to the setting
space shall be determined by the Contractor and communicated in writing to the
Architect and Fill/Finish A/E, if appropriate, prior to construction thereof.
No extra costs will be allowed by reason of Work requiring adjustments in order
to accommodate the particular item of equipment unless the Contractor has
notified the Architect and the Owner sufficiently in advance of construction so
that the Architect can make the necessary adjustments to the Drawings and
Specifications without causing a delay to the Work.


 


§ 1.2.7 The Contractor shall follow the reference standards and reference
specifications indicated in the Contract Documents. The applicable reference
standard or reference specification shall be the most recent issue thereof as
of


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


11

















 


the
date of the Specification or Drawing in which such reference standard or
reference specification is indicated, prior to the date of the Agreement unless
another issue is specifically indicated in such Specification or Drawing. Upon
request, the Contractor shall make available at the Contractor’s main office or
at the Project site copies of all applicable reference standards and reference
specifications for the use of the Architect and the Owner.


 


§ 1.2.8 The Contractor represents and warrants that all of the design elements
in the Project which are not functionally required and which were designed by,
under or through the Contractor pursuant to the requirements of the Contract
Documents, if any, are either (i) in the public domain and not subject to
a copyright or other intellectual property claim by another person or entity,
or (ii) are the Contractor’s independent creation, or (iii) fully
within the scope of an applicable license procured by the Contractor, which
shall remain in full force and effect while any portion of the Project is
standing. This representation and warranty shall, notwithstanding the
applicable statute of limitations, survive until the expiration date of the
applicable statute of repose. If the Contractor’s representation and warranty
proves false or inaccurate in any material manner, the Contractor shall defend,
indemnify and hold harmless the Owner, any successor-in-interest to the Owner
and any successor in title from any loss or expense (including attorneys’ fees
and other court costs) resulting therefrom. This indemnification shall be in
addition to all other remedies afforded the Owner under this Agreement, by law
or in equity and shall survive termination or expiration of the Contract.


 


§ 1.3 CAPITALIZATION


§ 1.3.1 Terms capitalized in these General Conditions include those which are specifically
defined herein or elsewhere in the Contract Documents.


 


§ 1.4 INTERPRETATION


§ 1.4.1 In the interest of brevity the Contract Documents frequently omit
modifying words such as “all” and “any” and articles such as “the” and “an,”
but the fact that a modifier or an article is absent from one statement and
appears in another is not intended to affect the interpretation of either
statement.


 


§ 1.5 EXECUTION OF CONTRACT DOCUMENTS


§ 1.5.1 The Contract Documents shall be signed by the Owner and Contractor. If
either the Owner or Contractor or both do not sign all the Contract Documents,
the Architect shall identify such unsigned Contract Documents upon request.


 


§ 1.5.2 Execution of the Contract by the Contractor is a representation that
the Contractor has carefully reviewed all of the Contract Documents, visited
the site, become generally familiar with local conditions under which the Work
is to be performed (including, without limitation, the location, condition,
layout and nature of the site and surrounding areas, generally prevailing
climatic conditions, anticipated labor supply and costs, availability and costs
of materials, tools and equipment) and correlated personal observations with
requirements of the Contract Documents. The Contractor represents that it has
had the opportunity to obtain any and all clarifications necessary to
understanding the Work to be performed and to establish the Contract Sum and
Project Schedule.


 


§ 1.6 OWNERSHIP AND USE OF INSTRUMENTS OF SERVICE


§ 1.6.1 The Instruments of Service, including those in electronic form,
prepared by the Architect and the Architect’s consultants, and by the
Fill/Finish A/E are licensed to the Owner. All documents, reports and other
information prepared by the Contractor and those within its control, are and
shall remain the property of the Owner. None of the foregoing may be used on
any other project without the prior written consent of the Owner. The
Contractor may retain one record set; all other copies shall be returned to the
Owner at final completion of the Work or, at the Owner’s election, destroyed
with evidence of destruction being furnished to the Owner.


 


ARTICLE 2 OWNER


§ 2.1 GENERAL


§ 2.1.1 The Owner is the person or entity identified as such in the Agreement
and is referred to throughout the Contract Documents as if singular in number.
The Owner has designated Avi Halpert as its representative, who shall have
express authority to bind the Owner with respect to all matters requiring the
Owner’s approval or authorization, except as otherwise provided in a written
notice to the Contractor. Except as otherwise provided in Section 4.2.1,
the Architect and the Fill/Finish A/E do not have such authority. The term “Owner”
means the Owner or the Owner’s authorized representative. The Architect and the
Fill/Finish A/E do not have the authority to authorize changes in the Work
without the consent of the Owner.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


12

















 


§ 2.1.2 The Owner shall furnish to the Contractor within fifteen (15) days
after receipt of a written request, information necessary and relevant for the
Contractor to evaluate, give notice of or enforce mechanic’s lien rights. Such
information shall include a correct statement of the record legal title to the
property on which the Project is located, usually referred to as the “Site”,
and the Owner’s interest therein.


 


§ 2.2 INFORMATION AND SERVICES REQUIRED OF THE OWNER


§ 2.2.1 The Owner shall secure and pay for the Building Permit. The Contractor
shall provide and pay for all other necessary permits and fees, including all
temporary and final certificates of occupancy.


 


§ 2.2.2 The Owner shall furnish surveys or other information describing
physical characteristics, legal limitations and utility locations for the Site,
and shall furnish or cause to be furnished to the Contractor a legal
description of the Site.


 


§ 2.2.3 Information or services under the Owner’s control shall be furnished by
the Owner with reasonable promptness to avoid delay in the orderly progress of
the Work.


 


§ 2.2.4 The Contractor will be furnished, free of charge, four (4) full
size and one (1) half size sets of Drawings and one copy of the Project
Manual, which contains the Specifications. It shall be the Contractor’s
responsibility to provide as many additional copies of Drawings and Project
Manuals as are reasonably necessary for execution of the Work.


 


(Paragraphs deleted)


§ 2.3 OWNER’S RIGHT TO STOP THE WORK


§ 2.3.1 If the Contractor fails to correct Work which is not in accordance with
the requirements of the Contract Documents as required by Section 12.2 or
fails to carry out Work in accordance with the Contract Documents in any
material respect, the Owner may give seven (7) days written notice to the
Contractor to commence correction of the problem and thereafter diligently
pursue correction to completion. If the Contractor does not commence correction
of the problem within such seven (7) day period, and thereafter diligently
pursue such correction to completion, the Owner may issue a written order to
the Contractor to stop the Work, or any portion thereof, until the cause for
such order has been eliminated; however, the right of the Owner to stop the
Work shall not give rise to a duty on the part of the Owner to exercise this
right for the benefit of the Contractor or any other person or entity. This
right shall be in addition to, and not in restriction of, the Owner’s rights
under the other provisions of the Contract Documents.


 


§ 2.3.2 If, in the Owner’s judgment, suspension of the Work is warranted by
reason of unforeseen conditions, which may adversely affect the Work if such
Work were continued, the Owner may suspend the Work by written notice to the
Contractor. In such event, the Contract Sum and/or Contract Time shall be
equitably adjusted in accordance with the provisions of the Contract Documents.
If the Contractor, in its reasonable judgment, believes that a suspension is
warranted by reason of unforeseen circumstances, which may adversely affect the
quality of the Work if the Work were continued, the Contractor shall
immediately provide written notice to the Owner and Architect of such belief.


 


§ 2.4 OWNER’S RIGHT TO CARRY OUT THE WORK


§ 2.4.1 If the Contractor defaults or neglects to carry out the Work in
accordance with the Contract Documents and fails within a the seven (7) day
period after receipt of written notice from the Owner to commence correction of
such default or neglect within such seven (7) day period and thereafter
continue such cure with diligence and promptness, the Owner may, without
prejudice to other remedies the Owner may have, correct such deficiencies. In
such case an appropriate Change Order shall be issued deducting from payments
then or thereafter due the Contractor the reasonable cost of correcting such
deficiencies, including Owner’s expenses and reasonable compensation for the
Architect’s additional services made necessary by such default, neglect or
failure. If payments then or thereafter due the Contractor are not sufficient
to cover such amounts, the Contractor shall pay the difference to the Owner.


 


ARTICLE 3 CONTRACTOR


§ 3.1 GENERAL


§ 3.1.1 The Contractor is the person or entity identified as such in the
Agreement and is referred to throughout the Contract Documents as if singular
in number. The term “Contractor” means the Contractor or the Contractor’s
authorized representative, and where used in connection with obligations of the
Contractor under the Contract


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


13

















 


Documents,
includes the Contractor’s Subcontractors, suppliers and any other person or
entity under the control of the Contractor.


 


§ 3.1.2 The Contractor shall perform the Work in accordance with the Contract
Documents and Applicable Laws, as well as the documents listed in Exhibit J
to the Agreement, including, but not limited to, Montgomery County Critical
Structures.


 


§ 3.1.3 The Contractor shall not be relieved of obligations to perform the Work
in accordance with the Contract Documents and Applicable Laws either by
activities or duties of the Architect in the Architect’s administration of the
Contract, or by tests, inspections or approvals required or performed by
persons other than the Contractor.


 


§ 3.2 REVIEW OF CONTRACT DOCUMENTS AND FIELD CONDITIONS BY
CONTRACTOR


§ 3.2.1 The Contractor hereby specifically acknowledges and declares that the
Drawings, the Specifications, and all other Contract Documents, are sufficient
to enable the Contractor to construct the Work outlined therein and in
accordance with Applicable Laws and otherwise fulfill its obligations under the
Contract Documents. The Contractor represents that it has carefully examined
all Contract Documents and acknowledges that the Contractor shall not be
entitled to an extension of the Contract Time or an adjustment in the Contract
Sum to the extent the Contract Documents contain inconsistencies, discrepancies
or omissions of which the Contractor had knowledge, or which are reasonably
inferable from the Contract Documents as necessary to provide the intended
results. The Contractor represents and warrants that the Contractor has
examined the Site and is familiar with the conditions under which the Work is
to be performed, including without limitation, the location, condition, layout
and nature of the Site and surrounding areas, generally prevailing climactic
conditions, anticipated labor supply and costs, availability and cost of
materials, tools and equipment, restrictions set forth in the Contract
Documents, reports regarding underground conditions furnished by the Owner and
other similar matters.


 


§ 3.2.2 Any design errors, omissions or inconsistencies noted by the Contractor
shall be reported promptly to the Architect and the Owner, but it is recognized
that the Contractor’s review is made in the Contractor’s capacity as a
contractor and not as a licensed design professional unless otherwise
specifically provided in the Contract Documents. The Contractor is not required
to ascertain that the Contract Documents are in accordance with applicable
laws, statutes, ordinances, building codes, and rules and regulations
relating to design, but any nonconformity discovered by or made known to the
Contractor shall be reported promptly to the Architect and the Owner in
writing, and necessary changes shall be accomplished by appropriate
Modification. The Contractor shall advise the Owner and the Architect of any
changes in Applicable Laws of which it becomes aware.


 


§ 3.2.3 If the Contractor believes that it is entitled under the terms of the
Contract Documents to an adjustment in the Contract Sum or Contract Time
because of clarifications or instructions issued by the Architect in response
to the Contractor’s notices or requests for information pursuant to Sections
3.2.1 and 3.2.2, the Contractor shall notify the Owner and the Project Manager
in writing prior to acting on such clarifications or instructions, and shall
obtain the Owner’s consent to such action. In the event the Owner approves in
writing such action, the Contractor shall be entitled to make Claims as
provided in Sections 4.3.6 and 4.3.7. If the Contractor fails to perform the
obligations of Sections 3.2.1 and 3.2.2, the Contractor shall pay such costs
and damages to the Owner as would have been avoided if the Contractor had
performed such obligations. The Contractor shall not be liable to the Owner or
Architect for damages resulting from errors, inconsistencies or omissions in
the Contract Documents or for differences between field measurements or
conditions and the Contract Documents unless (a) the Contractor recognized
such error, inconsistency, omission or difference and failed to report it to
the Architect or (b) they were reasonably inferable from the Contract
Documents as necessary to produce the intended results.


 


§ 3.3 SUPERVISION AND CONSTRUCTION PROCEDURES


§ 3.3.1 The Contractor shall supervise and direct the Work, using the
Contractor’s best skill and attention. The Contractor shall be solely
responsible for and have control over construction means, methods, techniques,
sequences and procedures and for coordinating all portions of the Work under
the Contract, unless the Contract Documents give other specific instructions
concerning these matters. If the Contract Documents give specific instructions
concerning construction means, methods, techniques, sequences or procedures,
the Contractor shall evaluate the jobsite safety thereof and, except as stated
below, shall be fully and solely responsible for the jobsite safety of such
means, methods, techniques, sequences or procedures. If the Contractor
determines that such means, methods, techniques, sequences or procedures may
not be safe, the Contractor shall give timely written notice to the Owner and
Architect and shall not proceed with that portion of the Work without further
written instructions from the


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


14

















 


Architect.
If the Contractor is then instructed to proceed with the required means,
methods, techniques, sequences or procedures without acceptance of changes
proposed by the Contractor, the Owner shall be solely responsible for any
resulting loss or damage. The Contractor shall be responsible for and shall
supervise, coordinate and direct the Work of all Subcontractors and
Sub-subcontractors. The Contractor shall be solely responsible for laying out
the Work.


 


§ 3.3.2 The Contractor shall be responsible to the Owner for acts and omissions
of the Contractor’s employees, Subcontractors and their agents and employees,
and other persons or entities performing portions of the Work for or on behalf
of the Contractor or any of its Subcontractors. For purposes of these General
Conditions, “Subcontractors” shall mean all entitles, including but not limited
to materialmen, suppliers and vendors, having a contract with the Contractor or
a person or entity who has a contract with the Contractor. The Contractor shall
not be responsible for the work of separate contractors, except to the extent
provided in Article 6 below.


 


§ 3.3.3 The Contractor shall be responsible for inspection of portions of Work
already performed to determine that such portions are in proper condition to
receive subsequent Work.


 


§ 3.4 LABOR AND MATERIALS


§ 3.4.1 Unless otherwise provided in the Contract Documents, the Contractor
shall provide and pay for labor, materials, equipment, tools, construction
equipment and machinery, water, heat, utilities, transportation, and other
facilities and services necessary for proper execution and completion of the
Work, whether temporary or permanent and whether or not incorporated or to be
incorporated in the Work. Should the progress or conditions of the Work require
work to be performed after regular hours, or should the Contractor elect to
perform Work after regular working hours, in the absence of an acceleration of
Contractor’s schedule specifically directed by Owner or its authorized
representatives due to reasons other than the fault or neglect of the
Contractor, the additional cost of performing such Work shall be borne by the
Contractor.


 


§ 3.4.2 The Contractor may make substitutions only with the consent of the
Owner, after evaluation by the Architect and in accordance with a Change Order.


 


§ 3.4.3 The Contractor shall enforce strict discipline and good order among the
Contractor’s employees and other persons carrying out the Contract. The
Contractor shall not permit employment of unfit persons or persons not skilled
in tasks assigned to them.


 


§ 3.4.4 The Owner will consider a formal request directed to the Architect and the
Owner for the substitution of products in place of those specified. Such
request will only be considered pursuant to the conditions set forth herein and
in the Specifications. The Architect and the Fill/Finish A/E, as appropriate,
shall consult with the Owner regarding approval of such substitution.


 


§ 3.4.4.1 No request for substitution for materials or equipment that has been
specified or described in the Drawings or Specifications by using the name of a
proprietary item or the name of a particular manufacturer, fabricator, supplier
or distributor may be made by the Contractor, unless the proposed substitute
for the named item is of like or better type, function, quality and design as
the named item. The procedure for review of substitutions by the Architect and
the Owner will be as set forth below.


 


§ 3.4.4.2 Materials and equipment specified by name or names of one or more
manufacturers shall be used to establish the Contract Sum.


 


§ 3.4.4.3 The Contractor may offer as substitutions, materials and items of
equipment of manufacturers other than those specified by submitting an itemized
cost breakdown of the impact of such substitutions on the project cost and
schedule. Proposed substitutions must be accompanied by full descriptive and
technical data.


 


§ 3.4.4.4. Requests for review of substitute items of materials and equipment will
not be accepted by the Owner from anyone other than the Contractor. If the Contractor
wishes to furnish or use a substitute item of material or equipment, the
Contractor shall make written application to the Architect and the Owner for
acceptance thereof, certifying that the proposed substitute will perform
adequately the functions called for by the specified design, be similar and of
equal substance to that specified and be suited to the same use capable of
performing the same function as that specified. The application will state
whether or not acceptance of the substitute for use in the Work will require a
change in the Contract Documents to adapt the design to the substitute and
whether or not


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


15

















 


incorporation
or use of the substitute in connection with the Work is subject to payment of
any license fee or royalty. All variations of the proposed substitute from that
specified shall be identified in the application and available maintenance,
repair and replacement service will be included. The application will also
contain an itemized statement of the cost and schedule impact that will result
directly or indirectly from acceptance of such substitute, including costs of
redesign and claims of the other Contractors and Subcontractors affected by the
resulting change, all of which shall be considered by the Architect and the
Owner in evaluating the proposed substitute. The Architect and the Owner may
require the Contractor to furnish, at the Contractor’s expense, additional data
about the proposed substitute. The Owner and the Architect will be the sole
judges of acceptability, and no substitute will be ordered or installed without
the Owner’s prior written acceptance. The Owner may require the Contractor to
furnish, at the Contractor’s expense, a special performance guarantee or other
surety with respect to any substitute. By making requests for substitutions
based on Subparagraph 3.4.4 above, the Contractor:


 


a)              represents that it or its Subcontractor(s) has
personally investigated the proposed substitute product and determined that it
is equal or superior in all respects to that specified;


 


b)             represents that it will provide the same
warranty for the substitution as the original product specified;


 


c)              certifies that the cost and schedule data
presented is complete and includes all related costs and schedule adjustments
under the Contract Documents, but excludes costs under separate contracts, and
excludes the Architect’s or Fill/Finish A/E’s (if applicable) redesign costs,
and waives all claims for additional costs and schedule adjustments related to
the substitution which subsequently become apparent; and


 


d)    agrees to coordinate the installation of the accepted substitute
making such changes as may be required for the Work to be complete in all
respects.


 


§ 3.4.4.5. All of the Architect’s and Fill/Finish A/E’s (if applicable) redesign
costs incurred by reason of an approved substitution shall be deducted from the
Contract Sum and paid by the Owner to the Architect or Fill/Finish A/E, as
applicable. Value engineering credits against the Contract Sum shall be net of
additional reasonable Architect’s or Fill/Finish A/E’s fees and costs in
connection therewith.


 


§ 3.4.4.6 Copies of Material Safety Data Sheets (MSDS) for all applicable
products shall be kept on site and current in accordance with OSHA regulations
and will be provided to the Owner as part of the operation and maintenance manuals


 


§ 3.4.5 Not later than fifteen (15) days from the date of execution of the
Agreement, and prior to commencement of the Work on the Site, Contractor shall
provide the Owner and Architect or Fill/Finish A/E, as the Owner may direct,
with a list of the names of the proprietary or selected manufacturers providing
products under each section of the Specifications, and the names of the
installing Subcontractors where applicable. The Owner will reply in writing
within ten (10) business days to the Contractor stating whether the Owner
or the Architect or Fill/Finish A/E, as applicable, after due investigation,
has reasonable objection to any such proposal. If adequate data on any proposed
manufacturer or installer is not available, the Owner may state that action
will be deferred until the Contractor provides further data. Failure to object
to a manufacturer shall not constitute a waiver of any of the requirements of
the Contract Documents, and all products furnished by the listed manufacturer
must conform to such requirements.


 


§ 3.5 WARRANTY


§ 3.5.1 The Contractor warrants to the Owner, the Architect and the Fill/Finish
A/E that materials and equipment furnished under the Contract will be of good
quality and new unless otherwise required or permitted by the Contract
Documents, that the Work will be free from defects not inherent in the quality
required or permitted, and that the Work will conform to the requirements of
the Contract Documents. Work not conforming to these requirements, including
substitutions not properly approved and authorized, may be considered
defective. The Contractor’s warranty excludes remedy for damage or defect
caused by abuse, modifications not executed by the Contractor, improper or
insufficient maintenance, improper operation, or normal wear and tear and
normal usage. If required by the Architect, Fill/Finish A/E or Owner, the
Contractor shall furnish satisfactory evidence as to the kind and quality of
materials and equipment.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007 under
  Order No.1000299547_1 which expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


16














 


§ 3.5.2 The Contractor agrees to assign to the Owner
at the time of Substantial Completion of the Work any and all manufacturer’s
warranties relating to materials and labor used in the Work. In connection
therewith, the Contractor further agrees to perform the Work in such manner
consistent with and so as to preserve any and all manufacturer’s warranties.
Assignment of such warranties shall not relieve the Contractor of its
obligations under the Contract Documents. To the extent commercially available,
manufacturer’s warranties shall be endorsed to provide that the warranty shall
recommence and be reinstated in full in connection with, and on completion of,
any corrective work required in connection with any item covered by such
warranty; provided, however, that the total warranty period shall not extend
beyond the original warranty period plus six (6) months. Such corrective
work shall be completed in accordance with the requirements of any and all
applicable manufacturers’ warranties. Notwithstanding the assignment of
warranties as stated above, the Contractor shall remain liable for performance
of, and all costs in connection with, corrective work as provided in Article 12.


 


§ 3.6 TAXES


§ 3.6.1 The Contractor shall pay sales, consumer, use
and similar taxes for the Work provided by the Contractor. To the extent the
Contractor is required to pay sales, consumer, use and similar taxes (other
than taxes on the income of the Contractor or its Subcontractors) that were not
legally enacted as of the date of the Agreement (whether or not yet effective
or merely scheduled to go into effect), the Contractor shall be entitled to an
increase in the Contract Sum equal to the amount of such additional taxes
(without markup for overhead or profit). .The Contractor acknowledges that
certain tax exemptions are available to the Owner. The Contractor shall take
such steps as are necessary for such tax exemptions to be available. If the
Contractor fails to take such actions and taxes are due, such taxes shall not
be paid as Cost of the Work or pursuant to Change Order, but shall be borne by
the Contractor.


 


§ 3.7 NOTICES


§ 3.7.1 The Contractor shall give notices required by
Applicable Laws.


 


(Paragraphs deleted)


§ 3.8 ALLOWANCES


§ 3.8.1 The Contractor and the Owner may agree to include
in the Contract Sum certain allowances..


 


§ 3.8.2 Unless otherwise provided in the Contract
Documents:


.1              allowances
shall cover the cost to the Contractor of materials and equipment delivered at
the Site and all required taxes,
less applicable trade discounts;


.2              Contractor’s costs for unloading and handling
at the Site, labor, installation costs, overhead, profit and other expenses
contemplated for stated allowance amounts shall be included in the Contract Sum
but not in the allowances;


.3              whenever costs are more than or less than
allowances, the Contract Sum shall be adjusted accordingly by Change Order. The
amount of the Change Order shall reflect (1) the difference between actual
costs and the allowances under Section 3.8.2.1 and (2) the Contractor
shall not receive an adjustment to profit or overhead on account of increases
or decreases in the amount of allowances.


 


§ 3.8.3 Materials and equipment under an allowance
shall be selected by the Owner in sufficient time to avoid delay in the Work.
The Contractor shall not commence any Work involving allowances (i) until
the Owner is furnished with all pricing data requested, and (ii) when
authorized by the Owner in writing.


 


§ 3.9 SUPERINTENDENT; PROJECT EXECUTIVE;
PROJECT MANAGER


§ 3.9.1 The Contractor shall employ a competent
superintendent and necessary assistants who shall be in attendance at the
Project Site during performance of the Work. The Project Executive and Project
Manager listed on Exhibit F to the Agreement shall represent the
Contractor, and communications given to the Project Executive or Project
Manager shall be as binding as if given to the Contractor. Important
communications shall be confirmed in writing. Other communications shall be
similarly confirmed on written request in each case.


 


§ 3.10 CONTRACTOR’S CONSTRUCTION
SCHEDULES


§ 3.10.1 The Project Schedule is attached to the
Agreement as ExhibitE. The Project Schedule shall be revised at appropriate
intervals as required by the conditions of the Work and Project, shall be
related to the entire Project to the extent required by the Contract Documents,
and shall provide for expeditious and practicable execution of the Work. No
revision of the Project Schedule shall be effective unless agreed to in writing
by the Owner and the Contractor. The Project Schedule shall be updated monthly
and included with the Contractor’s Application for


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


17

















 


Payment
for review and approval by the Owner. If the Project Schedule is not updated
monthly, the Owner is entitled to delay payment of Contractor’s Application for
Payment until a revised Project Schedule is provided. The Project Schedule
shall contain the dates that are critical in ensuring the timely and orderly
completion of the Work in accordance with the requirements of the Contract
Documents. Although the Contractor is not guaranteeing interim milestone dates,
the date of Substantial Completion of the entire Work shown on the Project
Schedule shall not be exceeded, except to the extent said date may be extended
pursuant to the provisions of the Contract Documents. In addition to the Project
Schedule updates described herein, the Owner may also require the Contractor to
provide throughout the course of the Project two-week “look ahead” schedules in
detail which is reasonably acceptable to the Owner.


 


§ 3.10.2 The Contractor shall prepare and keep current, for the Architect’s,
Fill/Finish A/E’s (as applicable) and Owner’s approval, a schedule of
submittals which is coordinated with the Project Schedule. Such schedule shall
be prepared by the Contractor, submitted to the Architect and the Owner, and
agreed to by the Owner, the Architect, the Fill/Finish A/E (as applicable) and
the Contractor within thirty (30) days of the date of execution of the
Agreement. Where a particular submittal is not set forth on the submittal
schedule, the Architect and the Fill/Finish A/E shall have fourteen (14) days
after receipt to review such submittal.


 


§ 3.10.3 The Contractor shall perform the Work in accordance with the most
recent Project Schedule submitted by the Contractor and approved in writing by
the Owner. Approval by the Owner of the Project Schedule is for the purpose of
confirming that the entire Work can be substantially completed by the
Substantial Completion Date set forth therein, and shall not relieve the
Contractor of its responsibility for means and methods of performing the Work.


 


§ 3.10.4 If the Owner determines through reasonable evidence that the critical
path of the Work is behind schedule, the Owner shall have the right, but not
the obligation, to order the Contractor to take corrective measures necessary
to expedite the progress of construction, including, without limitation, (i) working
additional shifts or overtime, (ii) supplying additional manpower,
equipment and/or facilities, or (iii) other similar measures (collectively
“Extraordinary Measures”). The determination of whether the progress of the
Work is behind schedule shall take into account any extensions of time to which
the Contractor is entitled under Section 8.3.1 below. In no event shall
the Owner have control over, charge of, or any responsibility for construction
means, methods, techniques, sequences or procedures or for safety precautions
and programs in connection with the Work. The Contractor shall not be entitled
to an adjustment in the Contract Sum in connection with Extraordinary Measures,
except to the extent they are required due to no fault of the Contractor, in
which case Extraordinary Measures shall be reimbursed pursuant to Change Order.


 


§ 3.10.5 The Contractor shall prepare a monthly summary report in a form and of
sufficient detail and character as approved by the Owner. The report shall
specify whether the Project is on schedule and, if not, the reason therefor and
the steps to be undertaken to bring the Project back to the original schedule.


 


.1     The Contractor shall also prepare a report
not later than thirty (30) calendar days after agreement on the Guaranteed
Maximum Price which shall include a complete list of suppliers, items to be
purchased from the suppliers or fabricators to be permanently incorporated into
the Work, time required for fabrication and the scheduled delivery dates for
each item. As soon as available, copies of purchase orders shall be furnished
to the Owner.


 


.2     If requested by the Owner, the Contractor
shall prepare a monthly report in a form and of sufficient detail and character
as reasonably approved by the Owner. Accompanying the report shall be an
updated current project schedule, the updated report herein above described, a
listing and status of all change requests, bulletins, modifications, etc.


 


.3     The Contractor shall prepare such additional
reports as any lender for the Project may reasonably request. The Contractor
shall hold weekly progress meetings at the job site, or at such other time and
frequency as are acceptable to the Owner. Progress of the Work shall be
reported in detail with reference to construction schedules. Each interested
Subcontractor shall have present a competent representative to report on the
status and condition of its work and to receive information.


 


.4     The Contractor shall prepare and submit a CPM
Network Diagram schedule to the Owner within


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


18

















 


thirty
(30) calendar days of the agreement on the Guaranteed Maximum Price. The CPM
schedule shall contain starting and completion dates for all phases of the
Work, shall be consistent with the Project Schedule attached as Exhibit E
to the Agreement, and shall include, without limitation, major work items by
floor level, shop drawing submittal and approval dates, roughing-in dates, and
equipment and material delivery dates. The CPM schedule shall be reviewed at
the weekly construction meetings to be held at the job site. Notwithstanding
the foregoing, Owner reserves the right to require Contractor to update the CPM
schedule as often as the Owner deems reasonably necessary to reflect changed
conditions. A copy of the CPM schedule shall be maintained at all times on the
Site, and revised and updated copies shall be provided to the Owner, if
required. The CPM schedule and revisions thereof prepared by the Contractor
shall be furnished to the Owner and the Architect for informational purposes
only, and only shall modify the Project Schedule to the extent approved in
writing by the Owner. Any revisions to the CPM schedule shall be accompanied by
a written explanation of the reasons for such revisions. Failure of the Contractor
to deliver an initial CPM schedule within the time specified above or to
deliver timely updates of such CPM schedule upon request by Owner, as provided
for above, may be grounds for the Owner to withhold progress payments for the
Work completed until such time as the CPM schedule or updates are delivered to
the Owner.


 


§ 3.10.6 The following conditions and interpretations shall apply to the
creation and updating of the CPM schedule:


 


.1     The schedule shall contain a level of detail
and identification of individual trades reasonably acceptable to Owner and
shall include milestones agreed to by Owner and Contractor (individually, a “Milestone”
and collectively “Milestones”). The Owner and the Contractor agree that the
Milestones are for purposes of scheduling the Work and determining whether the
Contractor is required to accelerate the Work, and the liquidated damages set
forth in the Agreement shall only apply to the date of Substantial Completion.


 


.2     If, subsequent to the approval of the initial
CPM schedule, Contractor desires to change its plan of construction, it shall
submit the requested revisions to the Owner for approval (but such approval
shall not relieve the Contractor from responsibility for performance of the
Work in accordance with the Contract Documents).


 


.3     When the Owner orders changes to the Contract
which have the potential to impact the date of Substantial Completion of the
Work, a revised CPM schedule will be prepared by the Contractor and provided to
the Owner for approval. Change order logic will affect only those activities
and performance dates directly concerned with such changes. Adjustments in the
scheduled Substantial Completion date proposed by Contractor due to changes in
the Work will be considered only to the extent that such changes impact the
critical path of the Work. “Float” or “slack time” is defined as the amount of
time between the earliest start date and the latest start date or between the
earliest finish date and the latest finish date of a chain of activities in the
CPM schedule. Float or slack time is not for the exclusive use or benefit of
either the Contractor or the Owner. The Contractor acknowledges and agrees that
actual delays affecting paths of activities will not entitle the Contractor to
an extension of time to the extent the actual delay does not affect the date of
Substantial Completion of the Work as defined by the critical path.


 


.4     Any change to previously approved CPM
schedules or the Project Schedule must be approved in writing by the Owner; the
Owner shall not withhold its consent to modifications to the detailed
construction schedule so long as such modifications do not adversely affect the
date of Substantial Completion of the Work. All requests for adjustment to the
date of Substantial Completion of the Work shall be subject to the Owner’s
written approval, and must accompany any change proposal or claim in which a
time extension is requested.


 


§ 3.10.7 The Owner may engage a consultant to prepare and update, on a monthly
basis, a schedule and cost monitoring procedure for its own purposes. The
Contractor shall cooperate with the Owner’s consultants by providing additional
data and information necessary for updating the Owner’s schedule and cost
monitoring system on a monthly basis or as may be required by the condition of
the Work.


 


§ 3.10.8 In the event that the Contractor or any of its Subcontractors on their
own initiative accelerates or otherwise changes the sequence or duration of any
of the construction activities from such sequences or durations as indicated on
the CPM schedule established at the commencement of the Work and approved in
writing by the Owner, the Owner will not be liable for any claims for any
direct costs, delay costs or extension of time or any other costs which may result
from such actions by the Contractor or its Subcontractors.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


19

















 


§ 3.11 DOCUMENTS AND SAMPLES AT THE SITE


§ 3.11.1 The Contractor shall maintain at the Site for
the Owner one complete record copy of the Drawings, Specifications, Addenda,
Change Orders and other Modifications, in good order and marked currently to
record field changes, revisions and additions thereto approved by the Owner and
Project Managerand selections made during construction (“Redline Record
Drawings”), and one record copy of approved Shop Drawings, Product Data, Samples
and similar required submittals. Redline Record Drawings shall include all
architectural and structural changes; plumbing, heating, ventilating, air
conditioning, and electrical work changes; process changes; and changes to
grades, utilities and other work as well as work required by Change Orders or
Construction Change Directives. If any Work is performed otherwise than as
shown in the final set of Drawings provided to the Contractor, the Contractor
shall clearly define on such Drawings the Work as so installed. These shall be
available to the Owner and the Architect and shall be delivered to the Owner as
a condition to final payment. If such Redline Record Drawings are not legible,
the Construction Manager shall be required to modify them prior to final
payment.


 


§ 3.12 SHOP DRAWINGS, PRODUCT DATA AND
SAMPLES


§ 3.12.1 Shop Drawings are drawings, diagrams,
schedules and other data specially prepared for the Work by the Contractor or a
Subcontractor, Sub-subcontractor, manufacturer, supplier or distributor to
illustrate some portion of the Work.


 


§ 3.12.2 Product Data are illustrations, standard
schedules, performance charts, instructions, brochures, diagrams and other
information furnished by the Contractor to illustrate materials or equipment
for some portion of the Work.


 


§ 3.12.3 Samples are physical examples which
illustrate materials, equipment or workmanship and establish standards by which
the Work will be judged.


 


§ 3.12.4 Shop Drawings, Product Data, Samples and
similar submittals are not Contract Documents. The purpose of their submittal
is to demonstrate for those portions of the Work for which submittals are
required by the Contract Documents the way by which the Contractor proposes to
conform to the information given and the design concept expressed in the
Contract Documents. Review by the Architect and/or the Fill/Finish A/E is
subject to the limitations of Section 4.2.7. Informational submittals upon
which the Architect or Fill/Finish A/E are not expected to take responsive
action may be so identified in the Contract Documents. Submittals which are not
required by the Contract Documents may be returned by the Architect without
action. All shop drawings shall (i) comply with performance specifications
and other criteria established by the Architect; (ii) comply with all
Applicable Laws; and (iii) permit the Work, when completed, to perform as
intended by the Contract Documents. Shop drawings shall be modified at no cost
to the Owner as necessary to obtain any permits or approvals and as required to
comply with any requirement of the Contract Documents.


 


§ 3.12.5 The Contractor shall review for compliance
with the Contract Documents, approve and submit in writing to the Architect
Shop Drawings, Product Data, Samples and similar submittals required by the
Contract Documents in accordance with the approved submittal schedule, and
otherwise with reasonable promptness and in such sequence as to cause no delay
in the Work or in the activities of the Owner or of separate contractors.
Submittals which are not marked as reviewed for compliance with the Contract
Documents and approved by the Contractor may be returned by the Architect
without action. Shop Drawings, Product Data, Samples and similar submittals
relating to the fill/finish portion of the Work shall be submitted concurrently
to the Architect and the Fill/Finish A/E.


 


§ 3.12.6 By approving and submitting Shop Drawings,
Product Data, Samples and similar submittals, the Contractor represents that
the Contractor has determined and verified materials, field measurements and
field construction criteria related thereto, or will do so, and has checked and
coordinated the information contained within such submittals with the
requirements of the Work and of the Contract Documents.


 


§ 3.12.7 The Contractor shall perform no portion of
the Work for which the Contract Documents require submittal and review of Shop
Drawings, Product Data, Samples or similar submittals until the respective
submittal has been approved by the Architect or the Fill/Finish A/E, as
applicable.


 


§ 3.12.8 The Work shall be in accordance with approved
submittals except that the Contractor shall not be relieved of responsibility
for deviations from requirements of the Contract Documents by the Architect’s
or Fill/Finish A/E’s approval of Shop Drawings, Product Data, Samples or
similar submittals unless the Contractor has specifically


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


20

















 


informed
the Architect, the Fill/Finish A/E (if applicable) and the Owner in writing of
such deviation at the time of submittal and (1) the Architect and the
Owner (and Fill/Finish A/E, if applicable) have given written approval to the
specific deviation as a minor change in the Work, or (2) a Change Order or
Construction Change Directive has been issued authorizing the deviation. The
Contractor shall not be relieved of responsibility for errors or omissions in
Shop Drawings, Product Data, Samples or similar submittals by the Architect’s
or Fill/Finish A/E’s review and/or approval of Shop Drawings, Product Data or
samples unless the Contractor has specifically informed the Architect (and
Fill/Finish A/E, if applicable) in writing of such deviation at the time of
submission and the Architect or Fill/Finish A/E (if applicable) has indicated
in writing as to the review and/or approval of such Shop Drawings, Product Data
or samples relevant to the specific deviation.


 


§ 3.12.9 The Contractor shall direct specific
attention, in writing or on resubmitted Shop Drawings, Product Data,


Samples
or similar submittals, to revisions other than those requested by the Architect
or Fill/Finish A/E on previous submittals. In the absence of such written
notice the Architect’s or Fill/Finish A/E (if applicable) approval of a
resubmission shall not apply to such revisions.


 


§ 3.12.10 The Contractor shall not be required to
provide professional services which constitute the practice of architecture or
engineering unless such services are specifically required by the Contract
Documents for a portion of the Work or unless the Contractor needs to provide
such services in order to carry out the Contractor’s responsibilities for
construction means, methods, techniques, sequences and procedures. The
Contractor shall not be required to provide professional services in violation
of Applicable Laws. If professional design services or certifications by a
design professional related to systems, materials or equipment are specifically
required of the Contractor by the Contract Documents, the Owner and the
Architect (or Fill/Finish A/E, if applicable) will specify all performance and
design criteria that such services must satisfy. The Contractor shall cause
such services or certifications to be provided by a properly licensed design
professional, whose signature and seal shall appear on all drawings,
calculations, specifications, certifications, Shop Drawings and other
submittals prepared by such professional. Shop Drawings and other submittals
related to the Work designed or certified by such professional, if prepared by
others, shall bear such professional’s written approval when submitted to the
Architect and Fill/Finish A/E, if applicable. The Owner, the Architect and the
Fill/Finish A/E shall be entitled to rely upon the adequacy, accuracy and
completeness of the services, certifications or approvals performed by such
design professionals, provided the Owner and Architect (or Fill/Finish A/E, if
applicable) have specified to the Contractor all performance and design
criteria that such services must satisfy. Pursuant to this Section 3.12.10,
the Architect (or Fill/Finish A/E, if applicable) will review, approve or take
other appropriate action on submittals only for the limited purpose of checking
for conformance with information given and the design concept expressed in the
Contract Documents. The Contractor shall not be responsible for the adequacy of
the performance or design criteria required by the Contract Documents.


 


§ 3.12.11 Shop drawings and other submittals relating
to all Work other than the fill/finish Work shall be submitted to the Architect
and the Owner. Shop drawings and other submittals relating to the fill/finish
Work shall be submitted to the Architect, the Fill/Finish A/E and the Owner.


 


§ 3.12.12 The Contractor shall assemble for the
Architect’s approval and transmittal to the Owner three (3) complete
copies in loose leaf binders of all operating and maintenance data from all
manufacturers whose equipment is installed in the Work. The Contractor shall
also prepare a check list of schedules showing the type of lubricant to be used
at each point of application, and the intervals between lubrication for each
item of equipment.


 


§ 3.13 USE OF SITE


§ 3.13.1 The Contractor shall confine operations at
the Site to areas permitted by Applicable Laws, permits and the Contract
Documents and shall not unreasonably encumber the Site with materials or
equipment.


 


§ 3.13.2 Only the materials and equipment which are to
be used directly in the Work shall be brought to and stored on the Project Site
by the Contractor. Materials or equipment no longer required for the Work shall
be promptly removed from the Project site. Protection of construction materials
and equipment stored at the Project site from weather, theft, damage or all
other adversity is solely the responsibility of the Contractor.


 


§ 3.14 CUTTING AND PATCHING


§ 3.14.1 The Contractor shall be responsible for
cutting, fitting or patching required to complete the Work or to make its parts
fit together properly.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958,
  1961, 1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All rights reserved. WARNING:
  This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


21

















 


§ 3.14.2 The Contractor shall not damage or endanger a portion of the Work or
fully or partially completed construction of the Owner or separate contractors
by cutting, patching or otherwise altering such construction, or by excavation.
The Contractor shall not cut or otherwise alter such construction by the Owner
or a separate contractor except with written consent of the Owner and of such
separate contractor; such consent shall not be unreasonably withheld. The
Contractor shall not unreasonably withhold from the Owner or a separate
contractor the Contractor’s consent to cutting or otherwise altering the Work.


 


§ 3.14.3 The Contractor shall not cut or alter any completed or installed
portion of the Work without the prior written approval of the Owner. Any
request by the Contractor for such approval shall be in the form of a
submission of Shop Drawings. The submission shall show the nature and extent of
the cutting or alteration to be performed and the method of restoration of the cut
or altered work so that the finished Work will comply in all respects with the
Contract Documents. Such submission shall be accompanied by sufficient
information to enable the Architect (or Fill/Finish A/E, if applicable) to
determine if the proposed cutting or alteration (a) is necessary, (b) will
not adversely affect the structural integrity or moisture resistance or
watertight integrity of any element of the Project, (c) will not require
modification of the Contract Documents or change in other items of the Work, (d) will
not result in a cost disadvantage to the Owner, (e) will be protected by
guarantees and warranties at least as stringent as those required in the
Contract Documents for the Work affected and (f) will be in conformity
with the intent of the Contract Documents.


 


§ 3.15 CLEANING UP


§ 3.15.1 The Contractor shall keep the premises and surrounding area free from
accumulation of waste materials or rubbish caused by operations under the
Contract. At completion of the Work, the Contractor shall remove from and about
the Project waste materials, rubbish, the Contractor’s tools, construction
equipment, machinery and surplus materials.


 


§ 3.15.2 If the Contractor fails to clean up as provided in the Contract
Documents, the Owner may do so and the cost thereof shall be charged to the
Contractor.


 


§ 3.15.3 The Contractor shall be responsible for replacing any damaged or broken
glass at completion of the Work. After broken glass has been replaced, the
Contractor shall remove all labels and wash and polish both sides of all glass.


 


§ 3.16 Not used


 


(Paragraphs deleted)


§ 3.17 ROYALTIES, PATENTS AND COPYRIGHTS


§ 3.17.1 The Contractor shall pay all royalties and license fees. The Contractor
shall defend suits or claims for infringement of copyrights and patent rights
and shall hold the Owner, Project Manager, Architect and Fill/Finish A/E
harmless from loss on account thereof, but shall not be responsible for such
defense or loss when a particular design, process or product of a particular
manufacturer or manufacturers is required by the Contract Documents or where
the copyright violations are contained in Drawings, Specifications or other
documents prepared by the Owner or Architect or Fill/Finish A/E. However, if
the Contractor has reason to believe that the required design, process or
product is an infringement of a copyright or a patent, the Contractor shall be
responsible for such loss unless such information is promptly furnished to the
Architect and the Owner (and Fill/Finish A/E, if applicable).


 


§ 3.18 INDEMNIFICATION


§ 3.18.1 Contractor hereby agrees, to the fullest extent permitted by law, to
defend, with counsel reasonably acceptable to Owner indemnify and hold harmless
Owner, the Project Manager, the Architect (subject to the limitation set forth
in Section 3.18.3 below), the Fill/Finish A/E (subject to the limitation
set forth in Section 3.18.3 below), the Owner’s lender or others providing
financing for the Project (collectively, the “Lender”), and their respective
owners, partners, members, managers, shareholders, affiliates, officers,
directors, employees, trustees, agents, successors and assigns (each, an “Owner
Indemnitee” and collectively, “Owner Indemnitees”) from and against any and all
claims, damages, liabilities, losses, costs, expenses (including attorney’s
fees), proceedings (including any brought in or before any court administrative
body, arbitration panel or other tribunal), fines, penalties and expenses
(including attorneys’ fees and disbursements), causes of action or the like
(including claims relating to bodily injury (including mental injury or death),
personal injury (including violation


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


22

















 


of
civil rights, defamation, wrongful arrest and invasion of privacy), property
damage (including loss of use or value) or theft, or damage to the environment,
in each case in any way deriving from a claim made by a third party (including
any governmental or quasi-governmental party) against any Owner Indemnitee
arising from or out of (or alleged to arise from or out of directly or
indirectly (i) the acts or omissions of Contractor. its agents.
subcontractors or suppliers or their respective owners, partners. members,
managers, shareholders, affiliates, officers, directors, employees, trustees or
agents (each, a “Contractor Party” and collectively, “Contractor Parties”) (ii) the
performance of the Work, or any other work in or around the Site except to the
extent caused by the negligence of such Owner Indemnitee, (iii) the breach
of any covenant to be performed by Contractor hereunder (and, without limiting
the foregoing, Contractor shall be liable to the Owner Indemnitees for any
costs and expenses, including attorneys’ fees and expenses, incurred by any
Owner Indemnitee in the enforcement of its rights under this Agreement.
including a demand for indemnification hereunder) and (iv) a misrepresentation
made by Contractor hereunder. This indemnity shall survive the expiration or
termination of the Contract. The waiver of consequential damages set forth in Section 4.3.10
shall not apply to the indemnification obligations of the Contractor hereunder.


 


§ 3.18.2 The Contractor intends that the Owner
Indemnitees (other than Owner) shall be third-party beneficiaries of this
Agreement.


 


§ 3.18.3 The Contractor shall not be required to
indemnify the Architect or the Fill/Finish A/E for claims arising out of their
respective professional acts or omissions.


 


§ 3.18.4 Regarding the liabilities and indemnities of
the Contractor set forth in Section 3.18.1 above, to the extent any claim
contains an allegation that any or all of the Contractor Parties are responsible,
the Contractor shall defend such claim until such time as a final judgment is
entered. To the extent such final judgment holds that one or more Owner
Indemnitees was responsible, the Contractor shall be entitled to recover from
the Owner a proportionate amount of reasonable costs it incurred on account of
its indemnification and defense of such Owner Indemnitees (based on the
relative share of responsibility of the Contractor Parties and the Owner
Indemnitees), but only to the extent not covered and/or paid by applicable
insurance. Nothing contained in this Section 3.18 shall be construed as an
agreement to indemnify the Owner Indemnitees for their own negligence, but the
obligation to defend shall continue until the comparative responsibility for
the claim has been finally adjudicated in a court of law.


 


§ 3.19 CONTRACTOR’S WORK FORCE


§ 3.19.1 The Contractor shall maintain on the Project
at all times a sufficient work force to carry out its obligations in full in an
efficient and timely manner. The Contractor shall employ only competent,
skilled workers who will work in harmony with other workers.


 


§ 3.19.2 The Contractor shall not employ any labor or
allocate any portions of the Work to any trade if such employment or allocation
increases the possibility of strikes, work stoppages, delays, suspension of the
Work or other interference with the smooth progress of the Work.


 


§ 3.19.3 If the Work is to be performed by trade
unions, the Contractor shall reconcile, without delay, damage or cost to the Owner
and without recourse to the Owner, any conflict between the Contract Documents
and any agreements or regulations of any kind at any time in force among
members or councils which regulate or distinguish what activities shall not be
included in the work of any particular trade.


 


§ 3.19.4 In case the progress of the Work is affected
by any undue delay in furnishing or installing any items or materials or
equipment required under the Contract Documents because of such conflict
involving any such labor agreement or regulations, the Owner may require that
other material or equipment of equal kind and quality be provided pursuant to a
Change Order or Construction Change Directive.


 


§ 3.20 ACCESS TO THE WORK


§ 3.20.1 The Owner, the Project Manager, the Architect,
the Fill-Finish A/E and the Owner’s consultants shall at all times have
reasonable access to the Work wherever it is being carried out for review of
the Work. The Contractor shall provide reasonable accommodations and safe
facilities for such access and for observation at the Project site, at the
place of manufacture or elsewhere.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


23














 


§ 3.21
SIGNS


§ 3.21.1
No sign, sign trademark or other advertisement shall be displayed on or
about the Project site without the prior written consent of the Owner, which
shall be withheld, conditioned or delayed in the sole discretion of the Owner.
If Owner consents to the hanging of any signs at the Project, Owner will
designate an appropriate area for such signs. Notwithstanding the foregoing,
under no circumstances will Contractor or any of its Subcontractors be
permitted to hang or erect a sign on the building structure. At Owner’s sole
direction and discretion, Contractor and/or its Subcontractors shall remove any
signs from the Project.


 


§ 3.22
CONTRACTOR’S EXAMINATION OF SITE


§ 3.22.1
Failure to visit the site shall in no way relieve the Contractor or a
Subcontractor from furnishing materials or equipment or performing work that
may be required to complete the Work in accordance with Contract Documents
without additional cost to Owner.


 


§ 3.23
SURVEYS, LINES AND LEVELS


§ 3.23.1
Contractor shall establish all lines, grades, benchmarks and other
information required for all of the Work executed under the Contract Documents.
All grades shown on Drawings are believed to be correct but the Contractor
shall verify them at the site and notify the Architect in writing of any
discrepancies found before proceeding with the Work; Contractor shall check the
drawings against such established lines and grades and notify the Architect in
writing of any discrepancies found.


 


ARTICLE
4 ADMINISTRATION OF THE CONTRACT


§ 4.1
ARCHITECT/FILL/FINISH A/E


§ 4.1.1 The Architect
is the person lawfully licensed to practice architecture or an entity lawfully
practicing architecture identified as such in the Agreement and is referred to
throughout the Contract Documents as if singular in number. The term “Architect”
means the Architect or the Architect’s authorized representative.


 


§ 4.1.2 Duties,
responsibilities and limitations of authority of the Architect as set forth in
the Contract Documents shall not be restricted, modified or extended without
written consent of the Owner and Architect. Consent shall not be unreasonably
withheld.


 


§ 4.1.3 If the
employment of the Architect is terminated, the Owner shall employ a new
Architect whose status under the Contract Documents shall be that of the former
Architect.


 


§ 4.1.4 The term “Fill/Finish
A/E” means the Fill/Finish A/E or its authorized representative.


 


§ 4.1.2 Duties,
responsibilities and limitations of authority of the Fill/Finish A/E as set
forth in the Contract Documents shall not be restricted, modified or extended
without written consent of the Owner and Fill/Finish A/E. Consent shall not be
unreasonably withheld.


 


§ 4.1.3 If the
employment of the Fill/Finish A/E is terminated, the Owner shall employ a new
Fill/Finish A/E whose status under the Contract Documents shall be that of the
former Fill/Finish A/E.


 


§ 4.2
ADMINISTRATION OF THE CONTRACT


§ 4.2.1 The Architect
and the Fill/Finish A/E will provide administration of the Contract as
described in the Contract Documents, and will be an Owner’s representative (1) during
construction, (2) until final payment is due and (3) with the Owner’s
concurrence, from time to time during the periods for correction of Work
described in Section 12.2. The Architect and the Fill/Finish A/E will have
authority to act on behalf of the Owner only to the extent provided in the
Contract Documents, unless otherwise modified in writing in accordance with
other provisions of the Contract. Notwithstanding the foregoing, the Project
Manager may provide administration of the Contract in lieu of the Architect or
the Fill/Finish A/E, to the extent such administration does not relate to
professional design services. The Architect and the Fill/Finish A/E shall not
exceed the authority vested in it in accordance with the Contract Documents, or
as otherwise communicated to the Contractor in writing by the Owner.


 


§ 4.2.2 The Architect
and the Fill/Finish A/E, as representatives of the Owner, will visit the Site
at intervals appropriate to the stage of the Contractor’s operations (1) to
become generally familiar with and to keep the Owner


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997.
  Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961,
  1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All rights reserved. WARNING: This
  AIA® Document is protected by U.S.
  Copyright Law and International Treaties. Unauthorized reproduction or
  distribution of this AIA® Document, or any portion of it,
  may result in severe civil and criminal penalties, and will be prosecuted to
  the maximum extent possible under the law. This document was produced
  by AIA software at 20:42:03 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


24

















 


informed
about the progress and quality of the portion of the Work completed, (2) to
endeavor to guard the Owner against defects and deficiencies in the Work, and (3) to
determine in general if the Work is being performed in a manner indicating that
the Work, when fully completed, will be in accordance with the Contract
Documents. However, the Architect and the Fill/Finish A/E will not be required
to make exhaustive or continuous on-Site inspections to check the quality or
quantity of the Work. The Architect and the Fill/Finish A/E will neither have
control over or charge of, nor be responsible for, the construction means,
methods, techniques, sequences or procedures, or for the safety precautions and
programs in connection with the Work, since these are solely the Contractor’s
rights and responsibilities under the Contract Documents, except as provided in
Section 3.3.1.


 


§ 4.2.3 The Architect and/or the
Fill/Finish A/E will not be responsible for the Contractor’s failure to perform
the Work in accordance with the requirements of the Contract Documents. The
Architect and the Fill/Finish A/E will not have control over or charge of and
will not be responsible for acts or omissions of the Contractor,
Subcontractors, or their agents or employees, or any other persons or entities
performing portions of the Work.


 


§ 4.2.4 Communications Facilitating
Contract Administration. Communications by and with the Architect’s consultants
shall be through the Architect. Communications by and with the Owner’s
consultants (other than the Architect and the Fill/Finish A/E) shall be through
the Owner. Communications by and with Subcontractors and material suppliers
shall be through the Contractor. Communications by and with separate contractors
shall be through the Owner.


 


§ 4.2.5 At the option of the Owner,
the Architect and/or the Fill/Finish A/E may review the Contractor’s
Applications for Payment. Upon the Owner’s request, the Architect and/or the
Fill/Finish A/E may certify the  amounts due the Contractor
and may, at the Owner’s request, issue Certificates for Payment in such
amounts. Such certifications shall be advisory only and shall not be binding on
the Owner.


 


§ 4.2.6 The Architect and the
Fill/Finish A/E will have authority to recommend to the Owner the rejection of
Work that does not conform to the Contract Documents, and the cost for the
repair or replacement of such Work shall be the sole responsibility of the
Contractor. Whenever the Architect or the Fill/Finish A/E consider it necessary
or advisable, the Architect or the Fill/Finish A/E may recommend to the Owner
that there be inspection or testing of the Work in accordance with Section 13
hereof, whether or not such Work is fabricated, installed or completed.
However, no recommendation by the Architect or the Fill/Finish A/E, nor a
decision made in good faith either to  make or not make such
recommendation shall give rise to a duty or responsibility of the Architect or
the Fill/Finish A/E to the Contractor, Subcontractors, material and equipment
suppliers, their agents or employees, or other persons or entities performing
portions of the Work.


 


§ 4.2.7 The Architect and the
Fill/Finish A/E (as applicable) will review and approve or take other
appropriate action upon the Contractor’s submittals such as Shop Drawings,
Product Data and Samples, but only for the limited purpose of checking for
conformance with information given and the design concept expressed in the
Contract Documents. The Architect’s and/or Fill/Finish A/E’s action will be
taken (a) in accordance with the submittal schedule agreed to among the
Owner, the Architect, the Fill/Finish A/E and the Contractor, or (b) if a
submittal is  not referred to in the submittal schedule,
with such reasonable promptness as to cause no delay in the Work or in the
activities of the Owner, Contractor or separate contractors while allowing
sufficient time in the Architect’s or Fill/Finish A/E’s professional judgment
to permit adequate review. Review of such submittals is not conducted for  the purpose of
determining the accuracy and completeness of other details such as dimensions
and quantities, or for substantiating instructions for installation or
performance of equipment or systems, all of which remain the  responsibility
of the Contractor as required by the Contract Documents. The Architect’s or
Fill/Finish A/E’s review of the Contractor’s submittals shall not relieve the
Contractor of the obligations under Sections 3.3, 3.5 and 3.12. The Architect’s
or Fill/Finish A/E’s review shall not constitute approval of safety precautions
or, unless otherwise  specifically stated by the Architect or
Fill/Finish A/E, of any construction means, methods, techniques, sequences or
procedures. The Architect’s or Fill/Finish A/E’s approval of a specific item shall
not indicate approval of an assembly of which the item is a component.


 


§ 4.2.8 The Architect will assist
the Contractor in the preparation of Change Orders and shall assist the Owner
in the preparation of Construction Change Directives, and may authorize minor
changes in the Work as provided in Section 7.4.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997.
  Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961,
  1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All rights reserved. WARNING: This
  AIA® Document is protected by U.S.
  Copyright Law and International Treaties. Unauthorized reproduction or
  distribution of this AIA® Document, or any portion of it,
  may result in severe civil and criminal penalties, and will be prosecuted to
  the maximum extent possible under the law. This document was produced
  by AIA software at 20:42:03 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


25

















 


§ 4.2.9 The Architect the
Fill/Finish A/E (if applicable) the Project Manager and the Owner will conduct
inspections to determine the date or dates of Substantial Completion of the
Work and the date of final completion of the Work, and the Architect will
receive and forward to the Owner, for the Owner’s review and records, written
warranties and related documents required by the Contract and assembled by the
Contractor, and, if requested by the Owner, the Architect will issue a final
Certificate for Payment upon compliance with the requirements of the Contract
Documents, which certificate shall be advisory only and not binding on the
Owner.


 


§ 4.2.10 If the Owner and Architect
(or Fill/Finish A/E, if applicable) agree, the Architect and/or the Fill/Finish
A/E will provide one or more project representatives to assist in carrying out
the Architect’s or Fill/Finish A/E’s responsibilities at the Site. The duties,
responsibilities and limitations of authority of such project representatives
shall be as set forth in an exhibit to be incorporated in the Contract
Documents.


 


§ 4.2.11 The Architect and the
Fill/Finish A/E shall, upon the Owner’s request, advise the Owner regarding
matters concerning performance of the Contractor under and advise the Owner
regarding interpretation of the requirements of the Contract Documents on
written request of the Owner. The Architect’s or Fill/Finish A/E’s response to
such requests will be made in writing within any time limits agreed upon or
otherwise with reasonable promptness. If no agreement is made concerning the
time within which interpretations required of the Architect or Fill/Finish A/E
shall be furnished in compliance with this Section 4.2, then delay shall
not be recognized on account of failure by  the Architect or Fill/Finish
A/E to furnish such interpretations until fifteen (15) days after written
request is made for them.


 


§ 4.2.12 Interpretations and
recommendations of the Architect or Fill/Finish A/E will be consistent with the
intent of and reasonably inferable from the Contract Documents and will be in
writing or in the form of drawings. When making such interpretations and
recommendations, the Architect and the Fill/Finish A/E will not be liable for
results of interpretations or recommendations so rendered in good faith.


 


(Paragraphs deleted)


§ 4.3 CLAIMS AND DISPUTES


§ 4.3.1 Definition. A Claim is a
demand or assertion by the Contractor seeking, as a matter of right, adjustment
or interpretation of Contract terms, payment of money, extension of time or
other relief with respect to the terms of the Contract. Claims must be
initiated by written notice. The responsibility to substantiate Claims shall
rest with the Contractor.


 


§ 4.3.2 Time Limits on Claims.
Except to the extent otherwise provided in the Contract Documents, Claims must
be initiated within five (5) days after occurrence of the event giving
rise to such Claim or within five (5) days after the Contractor first
recognizes the condition giving rise to the Claim, whichever is later. Claims
must be initiated by written notice to the Owner and the Architect. Claims not
made by the Contractor within the time periods required by the Contract
Documents shall be deemed waived.


 


§ 4.3.3 Continuing Contract
Performance. Pending final resolution of a Claim except as otherwise agreed in
writing or as provided in Section 9.7.1 and Article 14, the
Contractor shall proceed diligently with performance of the Contract and the
Owner shall continue to make payments not in dispute in accordance with the
Contract Documents.


 


§ 4.3.4 Claims for Concealed or
Unknown Conditions. Subject to the provisions of Sections 1.1.8 and 3.22, if
conditions are encountered at the Site which are (1) subsurface or
otherwise concealed physical conditions which differ materially from those
indicated in the Contract Documents or (2) unknown physical conditions of
an unusual nature, which differ materially from those ordinarily found to exist
and generally recognized as inherent in construction activities of the
character provided for in the Contract Documents, then notice by the observing
party shall be given to the other party promptly before conditions are
disturbed and in no event later than five (5) days after first observance
of the conditions. The Owner will promptly investigate such conditions and, if
they differ materially and cause an increase or decrease in the Contractor’s
cost of, or time required for, performance of any part of the Work, will
recommend to the Owner an equitable adjustment in the Contract Sum or Contract
Time, or both. If the Owner determines that the conditions at the Site are not
materially different from those indicated in the Contract Documents and that no
change in the terms of the Contract is justified, the Owner shall so notify the
Contractor in writing, stating the reasons. Claims by either party in
opposition to such determination must be made within twenty one (21) days after
the Owner has given notice of the decision. If the conditions encountered are
materially different, the Contract Sum and Contract Time shall be equitably
adjusted, but if the Owner and


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997.
  Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961,
  1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All rights reserved. WARNING: This
  AIA® Document is protected by U.S.
  Copyright Law and International Treaties. Unauthorized reproduction or
  distribution of this AIA® Document, or any portion of it,
  may result in severe civil and criminal penalties, and will be prosecuted to
  the maximum extent possible under the law. This document was produced
  by AIA software at 20:42:03 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


26

















 


Contractor
cannot agree on an adjustment in the Contract Sum or Contract Time, the
adjustment shall be subject to dispute resolution as provided in Section 4.4
below. If notice of such condition is not given with the five (5) day
period set forth above, any Claim relating thereto shall be waived.


 


§ 4.3.5 Claims for Additional Cost.
If the Contractor wishes to make Claim for an increase in the Contract Sum,
written notice as provided herein shall be given before proceeding to execute
the Work. Prior notice is not required for Claims relating to an emergency
endangering life or property arising under Section 10.6. Contractor shall
have no claim against the Owner or the Project for additional compensation for
services rendered or Work performed outside the scope of this Agreement unless
it shall have advised the Owner before rendering such services or performing
such Work that such construction is outside the scope of this Agreement and the
Owner has authorized such services or Work in writing, in accordance with Article 7.
The Owner may also require the approval of the Lender, if any, prior to
authorizing Work outside the scope of this Agreement. The Contractor shall have
no claim against the Owner or the Project for other relief unless notice of
such claim has been given within fifteen (15) days after the date on which such
claim arises.


 


§ 4.3.6 If the Contractor believes
additional cost is involved for reasons including but not limited to (1) a
written interpretation from the Architect or the Fill/Finish A/E, (2) an
order by the Owner to stop the Work where the Contractor was not at fault, (3) a
written order for a minor change in the Work issued by the Architect or the
Fill/Finish A/E, (4) failure of payment of undisputed amounts by the Owner,
(5) termination of the Contract by the Owner, (6) Owner’s suspension
or (7) other reasonable grounds, Claim shall be filed in accordance with
this Section 4.3.


 


§ 4.3.7 Claims for Additional Time


§ 4.3.7.1 If the Contractor wishes to
make Claim for an increase in the Contract Time, written notice as provided
herein shall be given. The Contractor’s Claim shall include an estimate of cost
and of probable effect of delay on progress of the Work. In the case of a
continuing delay only one Claim is necessary. Contractor shall have no claim
against the Owner or the Project for additional compensation for delay on
account of services rendered or Work performed outside the scope of the
Contract Documents unless it shall have advised the Owner in writing before rendering
such services or performing such Work that such construction is outside the
scope of the Contract Documents and the Owner has authorized such services or
Work in writing. The Owner may also require the approval of the Lender, if any,
prior to authorizing an extension of time on account of Work outside the scope
of the Contract Documents. The Contractor shall have no claim against the Owner
or the Project for other relief unless written notice of such claim has been
given within five (5) days after the date on which such claim arises or
such other time period as is specified elsewhere in the Contract Documents.
Notwithstanding anything in the Contract Documents to the contrary, an
extension of time shall be granted only to the extent the Contractor can
demonstrate that the subject matter of the Claim will prevent the Contractor
from achieving Substantial Completion of the Work within the Contract Time, as
adjusted.


 


§ 4.3.7.2 If adverse weather
conditions are the basis for a Claim for additional time, such Claim shall be
documented by data substantiating that weather conditions were abnormal for the
period of time, could not have been reasonably anticipated and had an adverse
effect on the critical path of the Work. Notwithstanding the foregoing, the Contractor
acknowledges that the scheduled date of Substantial Completion set forth in the
Project Schedule anticipates a certain number of lost days due to normal
weather conditions. Only unusual or extreme weather conditions for the time of
year will be considered as justification for an extension of time to achieve
substantial completion of the Work or portions thereof. Extensions of time for
weather delay will only be considered if such inclement weather exceeds the
average of that recorded by the National Oceanic and Atmospheric Administration
for the same month and closest recording location over the preceding five (5) years.


 


§ 4.3.8 Injury or Damage to Person
or Property. If either party to the Contract suffers injury or damage to person
or property because of an act or omission of the other party, or of others for
whose acts such party is legally responsible, written notice of such injury or
damage, whether or not insured, shall be given to the other party within a
reasonable time not exceeding seven (7) days after discovery. The notice
shall provide sufficient detail to enable the other party to investigate the
matter.


 


§ 4.3.9 If unit prices are stated in
the Contract Documents or subsequently agreed upon, and if quantities
originally contemplated are materially changed in a proposed Change Order or
Construction Change Directive so that


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997.
  Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961,
  1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of Architects.
  All rights reserved. WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it,
  may result in severe civil and criminal penalties, and will be prosecuted to
  the maximum extent possible under the law. This document was produced
  by AIA software at 20:42:03 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


27

















 


application
of such unit prices to quantities of Work proposed will cause substantial
inequity to the Owner or Contractor, the applicable unit prices shall be
equitably adjusted.


 


§ 4.3.10
Claims for Consequential Damages. The Contractor and Owner waive Claims
against each other for consequential damages arising out of or relating to this
Contract except to the extent payable and actually paid by insurance relating
to the Project and except with respect to the Contractor’s indemnification
obligations hereunder. This mutual waiver includes:


.1              damages incurred by the Owner for rental expenses,
for losses of use, income, profit, financing, business and reputation, and for
loss of management or employee productivity or of the services of such persons;
and


.2              damages incurred by the
Contractor for principal office expenses including the compensation of personnel
stationed there, for losses of financing, business and reputation, and for loss
of profit.


 


This
mutual waiver is applicable, without limitation, to all consequential damages
due to either party’s termination in accordance with Article 14. Nothing
contained in this Section 4.3.10 shall be deemed to preclude an award of
liquidated damages, when applicable, in accordance with the requirements of the
Contract Documents.


 


§ 4.4
RESOLUTION OF CLAIMS AND DISPUTES


§ 4.4.1
MEETING OF SENIOR STAFF. Within fifteen (15) days after the filing of
a Claim by the Contractor, the Owner’s and Contractor’s senior staff member on
Site shall meet to attempt to resolve such claim.


 


(Paragraphs deleted)


§ 4.4.2
MEDIATION. If such Claim is not resolved by senior staff within
thirty (30) days of the filing of the same, the claim shall be subject to
nonbinding mediation at the election of the Owner pursuant to written notice to
the Contractor. If the Owner elects nonbinding mediation, the Contractor and
the Owner shall select a mutually acceptable mediator, and shall share the cost
thereof. If the parties are unable to agree on the selection of a mediator,
they shall utilize the American Arbitration Association’s mediation services.
The mediator shall be given any written statement(s) of the parties and
may review the Site and any relevant documentation. The mediator shall call a
meeting of the parties affected by such Claim within ten (10) business
days after his/her appointment, which meeting shall be attended by senior
non-Site representatives of the parties with authority to settle such Claim.
During such ten (10) day period, the mediator may meet with the affected
parties separately. No minutes shall be kept and the comments and/or findings
of the mediator, together with any written statements prepared, shall be non-binding,
confidential and without prejudice to the rights and remedies of any party. The
parties shall use good faith efforts to complete the entire mediation process
within twenty (20) business days of the date the mediator is selected, unless
the parties agree otherwise in writing.


 


§ 4.4.3
LITIGATION OR ARBITRATION


§ 4.4.3.1
Any Claim arising out of or related to the Contract, except those
waived as provided for in Sections 4.3.10, 9.10.4 and 9.10.5, shall, if
mediation is unsuccessful, be subject to litigation or, at the sole election of
the Owner, arbitration. If the Owner does not elect arbitration, such Claim
shall be litigated in the appropriate courts of the State of Maryland.


 


§
4.4.3.2 Any arbitration shall be in accordance with the
Construction Industry Arbitration Rules of the American Arbitration
Association currently in effect. The demand for arbitration shall be filed in
writing with the other party to the Contract and with the American Arbitration
Association, and a copy shall be filed with the Architect.


 


§
4.4.3.3 A demand for arbitration shall be made within thirty
(30) days after the mediation process is complete, and in no event shall it be
made after the date when institution of legal or equitable proceedings based on
such Claim would be barred by the applicable statute of limitations.


 


§
4.4.4.4 Any arbitration permitted hereunder may include, by
consolidation or joinder or in any other manner, an additional person or entity
not a party to this Agreement involved in the dispute to the extent such
additional person or entity has consented to such consolidation or joinder
pursuant to agreement or specifically with respect to such dispute. The
Contractor shall include in its agreements with Subcontractors and others
performing Work the joinder or consolidation requirement as aforesaid. The
foregoing agreement to arbitrate and other agreements to arbitrate with an
additional person or entity duly consented to by parties to the Agreement shall
be specifically enforceable under applicable law in any court having
jurisdiction thereof.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997.
  Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961,
  1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All rights reserved. WARNING: This
  AIA® Document is protected by U.S.
  Copyright Law and International Treaties. Unauthorized reproduction or
  distribution of this AIA® Document, or any portion of it,
  may result in severe civil and criminal penalties, and will be prosecuted to
  the maximum extent possible under the law. This document was produced
  by AIA software at 20:42:03 on 10/14/2007 under Order No.1000299547_1 which
  expires on 5/22/2008, and is not for resale.

  
	
   

  	
  User Notes:

  	
  (4292343372)

  



 


28














 


§ 4.4.5.5 Claims and Timely Assertion of Claims. The
party filing a notice of demand for arbitration or filing a complaint in
litigation must assert in the demand all Claims then known to that party on
which litigation or arbitration, as applicable, is permitted.


 


§ 4.4..6 The award rendered by the arbitrator or
arbitrators, if applicable, shall be final, and judgment may be entered upon it
in accordance with applicable law in any court having jurisdiction thereof.


 


(Paragraphs
deleted)


ARTICLE 5
SUBCONTRACTORS


§ 5.1
DEFINITIONS


§ 5.1.1 A Subcontractor is a person or entity who has
a direct contract with the Contractor to perform a portion of the Work at the
Site or supply materials or equipment for the Project. The term “Subcontractor”
is referred to throughout the Contract Documents as if singular in number and
means a Subcontractor or an authorized representative of the Subcontractor. The
term “Subcontractor” does not include a separate contractor or subcontractors
of a separate contractor.


 


§ 5.1.2 A Sub-subcontractor is a person or entity who
has a direct or indirect contract with a Subcontractor to perform a portion of
the Work at the Site or supply materials or equipment for the Project. The term
“Sub-subcontractor” is referred to throughout the Contract Documents as if
singular in number and means a Sub-subcontractor or an authorized
representative of the Sub-subcontractor.


 


§ 5.2 AWARD
OF SUBCONTRACTS AND OTHER CONTRACTS FOR PORTIONS OF THE WORK


§ 5.2.1 As part of its bid to the Owner, the
Contractor has furnished to the Owner the names of persons or bidders
(including those who are to furnish materials or equipment fabricated to a
special design) proposed for each principal portion of the Work.


 


§ 5.2.2 The Contractor shall not contract with a
proposed person or entity to whom the Owner or Architect has made reasonable
and timely objection. The Contractor shall not be required to contract with
anyone to whom the Contractor has made reasonable objection.


 


§ 5.2.3 Upon request of the Owner, Contractor shall
make available to the Owner at the Contractor’s main office copies of all bids,
proposals, or other information concerning the Subcontractors and material
suppliers, including financial statements, which may be helpful to the Owner,
or any person or entity providing financing on behalf of the Owner, in
evaluating any of the Subcontractors proposed to perform any part of the Work.
Contractor may also be required to make available to the Owner with respect to
the proposed subcontractors and material suppliers such other proof of
financial stability and experience, lists of completed projects and letters of
reference as may be required by the Owner. Upon request of the Owner,
Contractor shall submit for review its forms of subcontract and purchase order.
Submission of the foregoing information and review by Owner shall not relieve
Contractor from sole responsibility for all subcontractors and suppliers


 


§ 5.2.4 The Contractor shall not change a
Subcontractor, person or entity previously selected if the Owner or Architect
makes reasonable objection to such substitute. Owner may require the Contractor
to change any Subcontractor previously approved and, if at such time the
Contractor is not then in default hereunder, the Contract Sum shall be
increased or decreased by the difference in cost occasioned by such change.


 


§ 5.3
SUBCONTRACTUAL RELATIONS


§ 5.3.1 By written agreement, the Contractor shall
require each Subcontractor, to the extent of the Work to be performed by the
Subcontractor, to be bound to the Contractor by terms of the Contract
Documents, and to assume toward the Contractor all the obligations and
responsibilities, including the responsibility for safety of the Subcontractor’s
Work, which the Contractor, by these Documents, assumes toward the Owner and
Architect. Each subcontract agreement shall preserve and protect the rights of
the Owner and Architect under the Contract Documents with respect to the Work
to be performed by the Subcontractor so that subcontracting thereof will not
prejudice such rights, and shall allow to the Subcontractor, unless
specifically provided otherwise in the subcontract agreement, the benefit of
all rights, remedies and redress against the Contractor that the Contractor, by
the Contract Documents, has against the Owner. The Contractor shall require
each Subcontractor to enter into similar agreements with Sub-subcontractors.
The Contractor shall make available to each proposed Subcontractor, prior to


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright © 1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


29

















 


the execution of the subcontract agreement,
copies of the Contract Documents to which the Subcontractor will be bound, and,
upon written request of the Subcontractor, identify to the Subcontractor terms
and conditions of the proposed subcontract agreement which may be at variance
with the Contract Documents. Subcontractors will similarly make copies of
applicable portions of such documents available to their respective proposed
Sub-subcontractors. The Contractor shall furnish to the Owner copies of all
subcontract agreements within five (5) days of the execution thereof.


 


§ 5.3.2    Subject to the provisions of Section 3.10.4.1 above, every
Subcontract shall:


 


.1     require
that such Work be performed in accordance with the requirements of the Contract
Documents;


 


.2     waive
all rights the contracting parties may have against one another or that the
Subcontractor may have against the Owner for damages caused by fire or other
perils covered by the property insurance described in the Contract Documents;


 


.3     require
the Subcontractor to carry and maintain insurance required by the provisions of
Exhibit I to the Agreement, and furnish all information required by the
provisions of Exhibit I; and


 


.4     require
the Subcontractor to furnish the waivers of liens set forth in Exhibit H
to the Agreement as well as such other documents as the Owner may reasonably
request prior to receiving any payments for Work performed.


 


.5     affirmatively
state that the Contractor is not entitled to backcharge the Subcontractor for
amounts owed to the Contractor on projects other than the Project.


 


§ 5.4
CONTINGENT ASSIGNMENT OF SUBCONTRACTS


§ 5.4.1 Each subcontract agreement for a portion of
the Work is assigned by the Contractor to the Owner provided that:


 


.1     assignment is effective only after
termination of the Contract by the Owner pursuant to Section 14 and only
for those subcontract agreements which the Owner accepts by notifying the
Subcontractor and Contractor in writing; and


.2     assignment is subject to the prior rights of
the surety, if any, obligated under bond relating to the Contract.


 


§ 5.4.2 Upon such assignment, if the Work has been
suspended for more than thirty (30) days, the Subcontractor’s

compensation shall be equitably adjusted for increases in direct, out-of-pocket
cost resulting from the suspension.


 


ARTICLE 6
CONSTRUCTION BY OWNER OR BY SEPARATE CONTRACTORS


§ 6.1 OWNER’S
RIGHT TO PERFORM CONSTRUCTION AND TO AWARD SEPARATE CONTRACTS


§ 6.1.1 The Owner reserves the right to perform
construction or operations related to the Project with the Owner’s own forces,
and to award separate contracts (“Separate Contracts”) in connection with other
portions of the Project or other construction or operations on the Site.. If
the Contractor claims that delay or additional cost is involved because of such
action by the Owner, the Contractor shall make such Claim as provided in Section 4.3.


 


§ 6.1.2 A “Separate Contractor” is a contractor who
enters into a Separate Contract with the Owner.


 


§ 6.1.3 The Contractor shall provide for
organization, direction and coordination of the activities of the Owner’s own
forces and of each Separate Contractor with the Work of the Contractor, who
shall cooperate with them.


 


(Paragraphs
deleted)


§ 6.2
MUTUAL RESPONSIBILITY


§ 6.2.1 The Contractor shall afford the Owner and
Separate Contractors reasonable opportunity for introduction and storage of
their materials and equipment and performance of their activities, and shall
connect and coordinate the Contractor’s construction and operations with theirs
as required by the Contract Documents.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright © 1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


30

















 


§ 6.2.2 If
part of the Contractor’s Work
depends for proper execution or results upon construction or operations by the
Owner or a Separate Contractor, the Contractor shall, prior to proceeding with
that portion of the Work, promptly report to the Owner and the Architect
apparent discrepancies or defects in such other construction that would render
it unsuitable for such proper execution and results. Failure of the Contractor
so to report shall constitute an acknowledgment that the Owner’s or Separate
Contractor’s completed or partially completed construction is fit and proper to
receive the Contractor’s Work, except as to defects not then reasonably
discoverable.


 


§ 6.2.3 Should the Contractor cause damage to the
Work or property of a Separate Contractor on the Project, or a Separate
Contractor cause damage to the Contractor, the party damaged shall notify the
offending contractor in writing of such damage within a reasonable time and the
offending contractor shall bear the reasonable costs of repairing all such
damage. The Owner reserves the right to effectuate the repairs and to charge
the cost thereof against the offending contractor. So long as the following
subparagraphs are contained in the contract with the Separate Contractor, the
Contractor shall be bound by the following procedures regarding disputes
between the Contractor and the Separate Contractor:


 


.1             The
Contractor agrees that claims for damage caused by Separate Contractors may be
brought directly against the
Contractor, and for purposes of enforcement of this provision, the Separate
Contractors are intended beneficiaries of the Contract and may enforce this
provision directly without need to involve the Owner.


 


.2.            All
claims between Separate Contractors and the Contractor shall be resolved by
binding arbitration in accordance with the Construction Industry Rules of
the American Arbitration Association. Such arbitration shall be held in the
State of Maryland and the award of the arbitrator(s) shall be enforceable
in any court of competent jurisdiction.


 


.3             To
the extent a party does not pay in full the amount of an arbitration award
against it (the “Losing Party”) within thirty (30) days of the date such award
becomes final and non-appealable, the amount of the nonpayment shall be paid to
the party entitled to such funds (the “Winning Party”) from retainage held by
the Owner on behalf of the Losing Party. The Owner shall not be required to pay
such amount until such time as the Owner would otherwise owe such retainage to
the Losing Party.


 


.4.            If funds paid by the Losing Party, together
with funds paid by the Owner from retainage, are insufficient to discharge the
arbitration award in full, then the Winning Party may make a claim, at its sole
cost, in the Owner’s name, against the performance bond, if any, issued on
behalf of the Losing Party in favor of the Owner. All proceeds received by the
Owner on account of such bond claim shall be paid by the Owner to the Winning
Party upon receipt.


 


.5.            The Winning Party shall indemnify and hold
harmless the Owner from and against any costs the Owner may incur as a result
of any performance bond claim made by the Winning Party.


 


§ 6.2.4 The Contractor shall promptly remedy damage
wrongfully caused by the Contractor to completed or partially completed
construction or to property of the Owner or Separate Contractors as provided in
Section 10.2.5.


 


§ 6.2.5 The Owner and each Separate Contractor shall
have the same responsibilities for cutting and patching as are described for
the Contractor in Section 3.14.


 


§ 6.3 OWNER’S
RIGHT TO CLEAN UP


§ 6.3.1 If a dispute arises among the Contractor,
separate contractors and the Owner as to the responsibility under their
respective contracts for maintaining the premises and surrounding area free
from waste materials and rubbish, the, after two (2) days written notice,
the Owner may clean up and the Owner will allocate the cost among those responsible.


 


ARTICLE 7
CHANGES IN THE WORK


§ 7.1
GENERAL


§ 7.1.1 Changes in the Work may be accomplished after
execution of the Contract, and without invalidating the Contract, by Change
Order, Construction Change Directive or order for a minor change in the Work,
subject to the limitations stated in this Article 7 and elsewhere in the
Contract Documents. Unless otherwise agreed to in writing


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright © 1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970, 1976,
  1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


31

















 


by the Owner, any adjustments to the Contract
Time resulting from changes to the Contract Documents shall be agreed upon at
the time of approval of each change request unless otherwise noted in the
Change Order. Requests for changes to the Contract made by the Contractor will
simultaneously include, if applicable, any request for change of the Contract
Time to the extent that the delay time is known at the time of the request. If
the delay time is not known at the time of the request, the Contractor shall
furnish supplemental information as to the delay time within five (5) days
of the date when such information becomes known.


 


§ 7.1.2 A Change Order shall be based upon agreement
between the Owner and the Contractor; a Construction Change Directive may or
may not be agreed to by the Contractor; an order for a minor change in the Work
may be issued by the Architect alone, so long as it does not affect the
Contract Time, Contract Sum, or any other material portion of the Work.


 


§ 7.1.3 Changes in the Work shall be performed under
applicable provisions of the Contract Documents, and the Contractor shall proceed in accordance with
the dates set forth in the applicable Change Order, Construction Change
Directive or order for a minor change in the Work. Notwithstanding anything
contained in the Contract Documents to the contrary, a change in the Contract
Sum or the Contract Time shall be accomplished only by Change Order or
Construction Change Directive.


 


§ 7.1.4 No course of conduct or dealing between the
parties, no express or implied acceptance of alterations or additions to the
Work and no claim that the Owner has been unjustly enriched by any alteration
or addition to the Work, whether there is any unjust enrichment, shall be the
basis of any claim for adjustment in compensation due the Contractor in
connection with the Project or for adjustment in any time period provided for
under the Contract. Moreover, the Contractor hereby waives and forfeits all
claims that any work, services or other activities were performed pursuant to
an oral contract or other oral agreement separate from the Contract. All Claims
of the parties shall be resolved in accordance with the requirements,
provisions and limitations of the Contract Documents.


 


§ 7.1.5 Agreement by the Contractor and the Owner as
evidenced by execution of a Change Order shall constitute a final settlement of
all matters relating to the change in the Work which is the subject of the
Change Order, including, but not limited to, all direct and indirect costs
associated with such change and any and all adjustments to the Contract Sum and
the Project Schedule. The Schedule of Values shall be modified accordingly for
Work covered by Change Orders.


 


§ 7.1.6 No Change Order or Construction Change
Directive shall be effective or binding on the Owner unless it is executed by
the Owner.


 


§ 7.2
CHANGE ORDERS


§ 7.2.1 A Change Order is a written instrument
prepared by the Architect or Contractor, or both and signed by the Owner and
the Contractor, stating their agreement upon all of the following:


.1     change in the Work;


.2     the
amount of the adjustment, if any, in the Contract Sum; and


.3     the
extent of the adjustment, if any, in the Contract Time.


 


§ 7.2.2 In all cases, regardless of the method used
to determine the value of changes, the estimated or actual cost shall be
submitted in detailed breakdown form, giving quantity and unit costs of each
item, labor cost with hourly rates, allowable overhead and profit. No
additional amount will be paid for submittal in this form for re-submittal
should the breakdown be considered inadequate by the Architect.


 


§ 7.2.3 Time being of the essence in the performance
of this Contract, any Work which is the subject of a change to this Contract
will be proceeded with promptly upon receipt by the Contractor of a written
instruction signed by the Owner. Proceeding with such Work by the Contractor
will not be delayed in the event of dispute between the Owner and the
Contractor on the method of evaluating the change or on the amount of any
adjustment to the Contract Sum or Contract Time.


 


§ 7.2.4 If the Contractor believes that it is
entitled to additional payment, or to an extension of time, for performingWork ordered
to be done, it shall notify the Owner in writing as provided in Article 4
before performing such Work.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright © 1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


32

















 


§ 7.3
CONSTRUCTION CHANGE DIRECTIVES


§ 7.3.1 A Construction Change Directive is a written
order prepared by the Architect or the Fill/Finish A/E, as appropriate, and
signed by the Owner, directing a change in the Work prior to agreement on
adjustment, if any, in the Contract Sum or Contract Time, or both. The Owner
may by Construction Change Directive, without invalidating the Contract, order
changes in the Work within the general scope of the Contract consisting of
additions, deletions or other revisions, the Contract Sum and Contract Time
being adjusted accordingly.


 


§ 7.3.2 A Construction Change Directive shall be used
in the absence of total agreement on the terms of a Change Order.


 


§ 7.3.3 If the Construction Change Directive provides
for an adjustment to the Contract Sum, the adjustment shall be based on one of
the following methods, at the election of the Owner in its sole discretion:


.1     mutual acceptance of a lump sum properly itemized and supported by
sufficient substantiating data to permit
evaluation;


.2     unit prices stated in the Contract Documents or subsequently agreed
upon;


.3     cost to be determined in a manner agreed upon by the parties and a
mutually acceptable fixed or percentage fee; or


.4     as provided in Section 7.3.6.


 


§ 7.3.4 Upon receipt of a Construction Change
Directive, the Contractor shall promptly proceed with the change in the Work
involved and advise the Owner of the Contractor’s agreement or disagreement
with the method, if any, provided in the Construction Change Directive for
determining the proposed adjustment in the Contract Sum or Contract Time.


 


§ 7.3.5 A Construction Change Directive signed by the
Contractor indicates the agreement of the Contractor therewith, including
adjustment in Contract Sum and Contract Time or the method for determining
them. Such agreement shall be effective immediately and shall be recorded as a
Change Order.


 


§ 7.3.6 If the Contractor does not respond promptly
or disagrees with the method for adjustment in the Contract Sum, the method and
the adjustment shall be determined by the Owner on the basis of reasonable
expenditures and savings of those performing the Work attributable to the
change plus markups and fees as set forth in Section 5.3.2 of the
Agreement. In such case, and also under Section 7.3.3.3, the Contractor
shall keep and present, in such form as the Architect may prescribe, an
itemized accounting together with appropriate supporting data. Unless otherwise
provided in the Contract Documents, costs for the purposes of this Section 7.3.6
shall be limited to the following:


.1     costs of labor, including social security, old age and unemployment
insurance, fringe benefits required by agreement or custom, and workers’
compensation insurance;


.2     costs of materials, supplies and equipment, including cost of
transportation, whether incorporated or consumed;


.3     rental costs of machinery and equipment, exclusive of hand tools,
whether rented from the Contractor or others;


.4     costs of premiums for all bonds and insurance, permit fees, and sales,
use or similar taxes related to the
Work; and


.5     additional costs of supervision and field office personnel and other
allowable General Conditions Costs directly attributable to the change


 


§ 7.3.6 The amount of credit to be allowed by the
Contractor to the Owner for a deletion or change which results in a net
decrease in the Contract Sum shall be actual net cost as confirmed by the
Project Manager. When both additions and credits covering related Work or
substitutions are involved in a change, the allowance for overhead and profit
shall be figured on the basis of net increase, if any, with respect to that
change


 


§ 7.3.7 Pending final determination of the total cost
of a Construction Change Directive to the Owner, to the extent permitted by the
Lender, amounts not in dispute for such changes in the Work shall be included
in Applications for Payment accompanied by a Change Order indicating the
parties’ agreement with part or all of such costs. For any portion of such cost
that remains in dispute, the Contractor may file a Claim as provided in Article 4.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright © 1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


33

















 


§ 7.3.8 When the Owner and Contractor agree in
writing to adjustments in the Contract Sum and Contract Time such agreement
shall be effective immediately and shall be recorded by preparation and
execution of an appropriate Change Order.


 


§ 7.3.9 If the Change in the Work will result in an
extension or contraction of the Contract Time, and the parties are unable to
agree as to the number of days by which the time for performance will be extended
or contracted, then the matter shall be decided by the Owner, subject to the
Contractor’s right to dispute such decision and make a Claim for additional
time and compensation as set forth in Article 4.


 


§ 7.4 FIELD
CHANGES


§ 7.4.1 In order to deal with field conditions, to
expedite the progress of the Work, to coordinate the Work among the various
trades or otherwise for the mutual convenience of the Owner and the Contractor,
the Architect may authorize or direct, by Field Change Order, minor departures
from the scope of Work as defined in the Drawings and Specifications that do
not result in any change in the Contract Sum, result in extension in the
Contract Time, or give rise to any claim by the Contractor against the Owner.
If the Contractor believes that a Field Change Order will extend the Contract
Time or increase the Contract Sum, it shall notify the Owner in writing before
proceeding with the Field Change Order and shall not proceed without further
written direction from the Owner.


 


§ 7.5 DETERMINATION
OF COST


§ 7.5.1 If the Owner and the Contractor cannot agree
on what constitutes “cost” for purposes of this Article, Contractor and Owner
agree that the maximum reimbursable cost for an item shall be that stated in
Means Cost Data Book, 2006 edition (and not Means Change Order Cost Book).


 


§ 7.5.2 The Contractor acknowledges that on a project
of the size, scope and complexity of the Project, a number of changes to the
Work are anticipated. Therefore, other than the markups for Subcontractors and
the Contractor’s Fee and General Conditions costs reimbursement directly
related to each change, as provided for in the Contract Documents, the
Contractor agrees that it shall not be entitled to any further compensation on
the basis of the number of changes initiated, the aggregate value of the
changes, or any similar claim. Each Change Order shall not contain any
reservation of rights or residual claims to additional adjustments for time or
price being preserved beyond the entitlements actually set forth in the Change
Order.


 


ARTICLE 8
TIME


§ 8.1
DEFINITIONS


§ 8.1.1 Unless otherwise provided, Contract Time is
the period of time, including authorized adjustments, allotted in the Contract
Documents for Substantial Completion of the entire Work.


 


§ 8.1.2 The date of commencement of the Work is the
date established in the Agreement.


 


§ 8.1.3 The date of Substantial Completion is the
date certified by the Owner and the Architect in accordance with Section 9.8.


 


§ 8.1.4 The term “day” as used in the Contract Documents
shall mean calendar day unless otherwise specifically defined.


 


§ 8.2
PROGRESS AND COMPLETION


§ 8.2.1 Time limits stated in the Contract Documents
are of the essence of the Contract. By executing the Agreement the Contractor
confirms that the Contract Time is a reasonable period for performing the Work.


 


§ 8.2.2 The Contractor shall not knowingly, except by
agreement or instruction of the Owner in writing, prematurely commence
operations on the Site or elsewhere prior to the effective date of insurance required
by Exhibit I to be furnished by the Contractor and Owner, as applicable.
The date of commencement of the Work shall not be changed by the effective date
of such insurance. Unless the date of commencement is established by the
Contract Documents or a notice to proceed given by the Owner, the Contractor
shall notify the Owner in writing not less than five (5) days or other
agreed period before commencing the Work to permit the timely filing of
mortgages, mechanic’s liens and other security interests.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright © 1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


34














 


§ 8.2.3 The Contractor shall proceed expeditiously
with adequate forces and shall achieve Substantial Completion of the entire
Work within the Contract Time and if interim Substantial Completion dates are
set forth in the Project Schedule, shall achieve Substantial Completion of
designated portions of the Work by the dates set forth therefor.


 


§ 8.3
DELAYS AND EXTENSIONS OF TIME


§ 8.3.1 If the Contractor is delayed at any time in
the commencement or progress of the Work by an act or neglect of the Owner, Architect
or Fill/Finish A/E, or of an employee of either, or of a separate contractor
employed by the Owner, or by changes ordered in the Work, or by Force Majeure
(hereinafter defined) (collectively, “Excusable Delays”), and such delay
adversely affects the critical path of the Work, then the Contract Time shall
be extended by Change Order, subject to satisfaction of the conditions set
forth in the other provisions of the Contract Documents relating to Claims.


 


§ 8.3.2 “Force Majeure” is defined as (1) extraordinary
conditions of weather for the area and time of year, war or national conflicts
or priorities arising therefrom, fires beyond the reasonable control of the
Contractor, strikes or other labor disruptions not due to breach of applicable
collective bargaining agreements (except for the first five (5) business
days of any strike or labor disruption), or any other cause beyond Contractor’s
reasonable control and not the fault of the Owner or those within its control.


 


§ 8.3.2 Claims relating to time shall be made in
accordance with applicable provisions of Section 4.3. In the case of a
continuing delay only one Claim is necessary. The Contractor shall immediately
take all steps reasonably possible to lessen the adverse impact of any delay.


 


§ 8.3.3 The Contractor shall not be entitled to any
such extension of time for Excusable Delays unless Contractor notifies the
Owner in writing within five (5) days after the commencement of each such
Excusable Delay, together with essential supporting data, and thereafter
promptly gives written notice of the cessation thereof. Except as otherwise
provided in the following sentence, the Contractor shall not be entitled to
recover from the Owner, and hereby waives any and all claims against the Owner
for, increased compensation or damages that the Contractor may suffer on
account of any Excusable Delay, and the Contractor further waives any and all
claims against the Owner for increased compensation or damages for any other
disruption, interference, acceleration or loss of efficiency or productivity
caused by the Owner or the Architect, or their officers, agents, employees or
consultants. A limited exception to the aforementioned provision is that the
Contractor is entitled to increased compensation due to Excusable Delays due to
the act or neglect of the Owner equal to only the Contractor’s out-of-pocket
expenses and incremental General Conditions Costs on account of the Excusable
Delay. At the Owner’s option, the Contractor shall submit to the Owner a
proposal to accelerate the Work on account of the Excusable Delay, which
proposal, if accepted in writing, shall become the basis for a Change Order
increasing the Contract Sum in lieu of increasing the Contract Time.


 


§ 8.3.4 The provisions set forth in this Section 8.3
are the Contractor’s sole remedy in the event of Excusable Delay. In the event
of concurrent delay, no additional compensation shall be paid.


 


§ 8.3.5 Claims not made within the time limit set
forth above are hereby waived.


 


§ 8.3.6 TIME IS OF THE ESSENCE OF THIS CONTRACT.
Contractor agrees that the Work can be performed in the time agreed to herein.
On a best efforts basis, estimating time for proposed Change Orders shall not
exceed twenty (20) days from date of receipt of sufficient information and/or
drawings with reference to such plans or Change Orders. Revisions to initial
proposals are to be prepared with immediacy.


 


ARTICLE 9
PAYMENTS AND COMPLETION


§ 9.1
CONTRACT SUM


§ 9.1.1 The Contract Sum is stated in the Agreement
and, including authorized adjustments, is the total amount payable by the Owner
to the Contractor for performance of the Work under the Contract Documents.


 


§ 9.2
SCHEDULE OF VALUES


§ 9.2.1 Before the first Application for Payment, the
Contractor shall submit to the Owner and the Project Manager a schedule of
values allocated to various portions of the Work, prepared in such form and
supported by such data to substantiate its accuracy as the Owner may require.
This schedule, unless objected to by the Owner or the Project Manager, shall be
used only as a basis for reviewing the Contractor’s Applications for Payment
where appropriate


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright © 1911, 1915, 1918, 1925, 1937, 1951, 1958,
  1961, 1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All
  rights reserved. WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


35

















 


under the Contract Documents. The Owner shall
have the authority to adjust the schedule of values from time to time on the
basis of modifications of subcontracts and allocations of estimates to actual
costs. The schedule of values and each Application for Payment shall list
separately the Contingency, General Conditions Costs, other guaranteed line
items and Contractor’s Fee and all Change Orders issued by the Owner prior to
the date of the particular Application for Payment (including as a single line
item all of the costs of such Change Order). The schedule of values shall be
prepared in such a manner that each item of Work and each subcontracted item of
Work is shown as a single line item on AIA Documents G702/703, Application and
Certificate for Payment, and Continuation Sheet.


 


§ 9.3
APPLICATIONS FOR PAYMENT


§ 9.3.1 Each Application for Payment shall also
include an affidavit or affirmation by the Contractor setting forth the
following:


 


.1             A certification that all Work for
which payment is requested has been completed in accordance with the Contract
Documents.


 


.2             The names and addresses of all
Subcontractors (including suppliers) for whom payment is requested.


 


.3             The contract
amount of each such subcontract or purchase order, and the amounts paid and
owed to each such Subcontractor (including suppliers) for whom payment is
requested.


 


.4             The Contract Sum, including all
adjustments.


 


.5             The amount paid by the Owner to the
Contractor to the date of the current Application for Payment.


 


.6             The amount requested in the current
Application for Payment.


 


.7             The balance due on the Contract Sum
after the amount due set forth in the current Application for Payment is paid by
the Owner.


 


.8            The amount of
money retained by the Owner and the amount of the Work that has been completed.


 


(Paragraphs deleted)


§ 9.3.2 The Contractor will furnish with each
Application for Payment evidence in the form of a list of disbursements and
release of liens and claims (in the forms attached to the Agreement as Exhibit H)
confirming that all amounts included in previous progress payments for Work
executed by Subcontractors have been paid in full to such Subcontractors or
have been withheld for a proper reason. Nothing contained in this provision
shall place any additional responsibilities on the Owner, the Project Manager,
the Architect or the Fill/Finish A/E other than those indicated in other
relevant provisions in this Contract.


 


§ 9.3.3 As provided in Section 7.3.8, such
applications may include requests for payment on account of changes in the Work
which have been properly authorized by Construction Change Directives, or by
interim determinations of the Owner, but not yet included in Change Orders.


 


§ 9.3.4 Such applications may not include requests
for payment for portions of the Work for which the Contractor does not intend
to pay to a Subcontractor, unless such Work has been performed by others whom
the Contractor intends to pay.


 


§ 9.3.5 Payments shall be made on account of
materials and equipment delivered and suitably stored at the site for
subsequent incorporation in the Work. If approved in advance in writing by the
Owner, payment may similarly be made for materials and equipment suitably
stored off the site at a location agreed upon in writing. Payment for materials
and equipment stored on or off the site shall be conditioned upon compliance by
the Contractor with procedures satisfactory to the Owner to establish the Owner’s
title to such materials and equipment or otherwise


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright © 1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


36

















 


protect the Owner’s interest, and shall
include the costs of applicable insurance, storage and transportation to the
site for such materials and equipment stored off the site.


 


§ 9.3.6 The Contractor warrants that title to all
Work covered by an Application for Payment will pass to the Owner no later than
the time of payment. The Contractor further warrants that upon submittal of an
Application for Payment all Work for which payments have been received from the
Owner shall, to the best of the Contractor’s knowledge, information and belief,
be free and clear of liens, claims, security interests or encumbrances in favor
of the Contractor, Subcontractors, material suppliers, or other persons or
entities making a claim by reason of having provided labor, materials and equipment
relating to the Work.


 


.1             The Contractor further expressly undertakes
to defend the Owner Indemnitees, at the Contractor’ sole expense, against any
actions, lawsuits or proceedings brought against the Owner Indemnitees as a
result of liens filed against the Work, the Project site, the site of any of
the Work, payments due the Contractor or any portion of the property of any of
the Owner Indemnitees (referred to collectively as “Liens”). The Contractor
hereby agrees to indemnify and hold the Owner Indemnitees harmless against any
damages, costs, expenses (including, without limitation, reasonable attorneys’
fees), losses, claims and liabilities arising out of or in connection with
Liens or claims of Lien, unless such Lien is due solely to a failure by the
Owner to pay the Contractor amounts properly due and owing. The Contractor
hereby agrees that Liens filed on account of amounts which are subject to a
good faith dispute between the Owner and the Contractor shall nevertheless be
required to be bonded off by the Contractor, but in the event the Contractor
prevails on account of such claim, the costs of such bond shall be reimbursable
as Cost of the Work.


 


.2             The Contractor shall discharge all Liens
within five (5) days after written notice by the Owner, and may contest a Lien only if the Contractor
furnishes the Owner with security acceptable to the Owner or procures a lien
release bond that complies with the requirements of the lien laws of the State
of Maryland and those set forth below in this subsection .2. The Owner shall
release any payments withheld due to a Lien or claim of Lien if the Contractor
obtains security acceptable to the Owner or a lien release bond which is: (i) issued
by a surety acceptable to the Owner, ii) in form and substance satisfactory to
the Owner and (iii) in an amount not less than one hundred twenty five
percent (125%) of such Lien. By posting a lien release bond or other acceptable
security, however, the Contractor shall not be relieved of any responsibilities
or obligations under this Section 9.3, including, without limitation, the
duty to defend and indemnify the Owner Indemnitees.


 


.3             Notwithstanding
anything to the contrary in the Contract Document, if the Contractor fails to
post a bond or other security
acceptable to the Owner in connection with any Lien or claim of Lien, the Owner
may discharge such Lien or Lien claim by payments to the lien claimant or by
such other means as the Owner, in the Owner’s sole discretion, determines is
the most economical or advantageous method of settling the dispute. The
Contractor shall promptly reimburse the Owner, upon demand, for any payments so
made. In such case, the Contractor shall have no claim against the Owner
relating to the appropriateness or propriety of payment so made.


 


§ 9.4 CERTIFICATES
FOR PAYMENT


§ 9.4.1 The Architect and/or the Fill/Finish A/E
will, within seven (7) days after receipt of the Contractor’s Application
for Payment, but only upon the request of the Owner, either issue to the Owner
a Certificate for Payment, with a copy to the Contractor, for such amount as
they determine is properly due, or notify the Contractor and Owner in writing
of their reasons for withholding certification in whole or in part as provided
in Section 9.5.1. Such Certificate for Payment is advisory only and not
binding on the Owner.


 


§ 9.4.2 The issuance of a Certificate for Payment, if
issued, will constitute a representation by the Architect or the Fill/Finish
A/E (as applicable) to the Owner, based on their evaluation of the Work and the
data comprising the Application for Payment, that the Work has progressed to
the point indicated and that, to the best of their knowledge, information and
belief, the quality of the Work is in accordance with the Contract Documents.
The foregoing representations are subject to an evaluation of the Work for
conformance with the Contract Documents upon Substantial Completion, to results
of subsequent tests and inspections, to correction of minor deviations from the
Contract Documents prior to completion and to specific qualifications expressed
by the Architect or the Fill/Finish A/E. The issuance of a Certificate for
Payment will further constitute a representation that the Contractor is
entitled to payment in the amount certified. However, the issuance of a Certificate
for Payment will not be a representation that the Architect or Fill/Finish A/E
has (1) made exhaustive or continuous on-site inspections to check the
quality or quantity of the Work, (2) reviewed construction means, methods,
techniques, sequences or


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright © 1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


37

















 


procedures, (3) reviewed copies of requisitions
received from Subcontractors and material suppliers and other data requested by
the Owner to substantiate the Contractor’s right to payment, or (4) made
examination to ascertain how or for what purpose the Contractor has used money
previously paid on account of the Contract Sum.


 


§ 9.5
DECISIONS TO WITHHOLD CERTIFICATION


§ 9.5.1 The Owner may withhold approval of an
Application for Payment to the extent as may be necessary to protect the Owner
from loss for which the Contractor is responsible, including loss resulting
from acts and omissions described in Section 3.3.2, because of:


.1     defective
Work not remedied;


.2     third party claims filed or reasonable evidence indicating probable
filing of such claims unless security
acceptable to the Owner is provided by the Contractor;


.3     failure of the Contractor to make payments properly to Subcontractors
or for labor, materials or equipment;


.4       reasonable evidence that the Work cannot be
completed for the unpaid balance of the Contract Sum;


.5     damage
to the Owner or another contractor to the extent not covered by insurance;


.6     reasonable evidence that the Work will not be completed within the
Contract Time, and that the unpaid balance would not be adequate to cover
actual or liquidated damages for the anticipated delay;


.7     material failure to carry out the Work in accordance with the Contract
Documents; or


.8     any other material default or breach of the Contractor under the
Contract Documents.


 


If the Owner intends to withhold all or any
part of an Application for Payment for one or more of the reasons set forth
above, the Owner shall notify the Contractor in writing of the reasons for
withholding.


 


§ 9.5.2 When the above reasons for withholding are
removed, payment will be made for amounts previously withheld as part of the
next Application for Payment. If the Contractor disputes any determination with
regard to amounts paid, the Contractor shall nevertheless expeditiously
continue to prosecute the Work and the Owner shall continue to make timely
payment of amounts not in dispute.


 


§ 9.6
PROGRESS PAYMENTS


§ 9.6.1 The Contractor shall promptly pay each
Subcontractor, upon receipt of payment from the Owner, out of the amount paid
to the Contractor on account of such Subcontractor’s portion of the Work, the
amount to which said Subcontractor is entitled, reflecting percentages actually
retained from payments to the Contractor on account of such Subcontractor’s
portion of the Work. The Contractor shall, by appropriate agreement with each
Subcontractor, require each Subcontractor to make payments to
Sub-subcontractors in a similar manner.


 


§ 9.6.2 Neither the Owner nor Architect nor the
Fill/Finish A/E shall have an obligation to pay or to see to the payment of
money to a Subcontractor except as may otherwise be required by law.


 


§ 9.6.3 A progress payment, or partial or entire use
or occupancy of the Project by the Owner shall not constitute acceptance of
Work not in accordance with the Contract Documents.


 


§ 9.6.4 Unless the Contractor provides the Owner with
a payment bond in the full penal sum of the Contract Sum, payments received by
the Contractor for Work properly performed by Subcontractors shall be held by
the Contractor for those Subcontractors who performed Work or furnished
materials, or both, under contract with the Contractor for which payment was
made by the Owner. Nothing contained herein shall require money to be placed in
a separate account and not commingled with money of the Contractor, shall
create any fiduciary liability or tort liability on the part of the Contractor
for breach of trust or shall entitle any person or entity to an award of
punitive damages against the Contractor for breach of the requirements of this
provision.


 


(Paragraphs
deleted)


§ 9.7
FAILURE OF PAYMENT


§ 9.7.1 If the Owner does not pay the Contractor
undisputed amounts within twenty (20) days after the due date set forth in the
Agreement, then the Contractor may, upon seven (7) additional business
days’ written notice to the Owner, if the Owner has not made such payment
within such seven (7) business days, stop the Work until payment of the
undisputed amount owing has been received. Such cessation of Work shall be
deemed an Excusable Delay caused by the Owner under the provisions of Section 8.3.3
above, and the Contract Time and the Contract Sum shall be adjusted as provided
in Section 8.3.3.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright © 1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


38

















 


§ 9.8
SUBSTANTIAL COMPLETION


§ 9.8.1 Substantial Completion is the stage in the
progress of the Work when the Work or designated portion thereof agreed to in
writing by the Owner, which agreement may be granted or withheld in the Owner’s
sole discretion (a) is sufficiently complete in accordance with the
Contract Documents so that the Owner can occupy or utilize the Work for its
intended use, (b) all inspections and tests required under the Contract
Documents and Applicable Laws have been completed successfully, (c) all
systems and equipment installed by or on behalf of the Contractor are in good
working order, (d) a temporary or permanent certificate of occupancy is
received, (e) all other governmental, quasi- governmental and other
approvals required under the Contract Documents and necessary for use and
occupancy are obtained, and (f) the Owner has approved the Substantial
Completion of the Work. Notwithstanding the foregoing, if there is a delay in
achieving Substantial Completion of the Work or portions thereof because the
Contractor cannot obtain a certificate of occupancy or other approval due to
reasons other than the fault of the Contractor, then Substantial Completion
shall be deemed to have occurred for purposes of calculation of liquidated
damages and release of retainage. The Owner is not obligated to accept a
portion of the Work as substantially complete. Use and occupancy of a portion
of the Work by the Owner shall not relieve the Contractor from liability for
liquidated damages under the Agreement, which liquidated damages are intended
by the parties to apply to failure to achieve substantial completion of the
entire Work within the time period set forth in the Project Schedule, as
adjusted pursuant to the provisions of the Contract Documents.


 


§ 9.8.2 When the Contractor considers that the Work,
or a designated portion thereof which is acceptable to the Owner, in its sole
discretion, is substantially complete as defined in Subparagraph 9.8.1, the
Contractor shall prepare for submission to the Owner, the Project Manager, the
Fill/Finish A/E and the Architect a list of items to be completed or corrected.
The failure to include any items on such list does not alter the responsibility
of the Contractor to complete all Work in accordance with the Contract
Documents. Within five (5) days of submission of such list, the Owner, the
Project Manager, the Fill/Finish A/E and Architect will conduct an inspection
to determine whether the Work or designated portion thereof is, in fact, substantially
complete. When the Owner on the basis of an inspection determines that the Work
or designated portion thereof is substantially complete, the Architect will
then prepare a Certificate of Substantial Completion which shall establish the
Date of Substantial Completion, shall state the responsibilities of the Owner
and the Contractor for security, maintenance, heat, utilities, damage to the
Work and insurance and shall fix the time within which the Contractor shall
complete the items listed therein. Warranties required by the Contract
Documents shall commence on the Date of Substantial Completion. The Certificate
of Substantial Completion shall be submitted to the Owner and the Contractor
for their written acceptance of the responsibilities assigned to them in such
Certificate. If the Architect or the Fill/Finish A/E or the Project Manger are
required to inspect the Work to determine Substantial Completion more than
twice due to the fault or neglect of the Contractor, all reasonable costs
charged by the Architect, the Fill/Finish A/E and the Project Manager and other
costs incurred by the Owner on account of additional inspections shall be paid
to the Owner by the Contractor or deducted from amounts otherwise due to the
Contractor.


 


§ 9.8.3 Not less than four (4) weeks prior to
the making of application for its Certificate of Substantial Completion, the
Contractor shall produce to the Architect two (2) three-ring binders
containing manuals for the Work equipment and operating systems as well as two
copies of all documentation with respect to manufacturer’s warranties. Not less
than one (1) week prior to the making of application for its Certificate
of Substantial Completion, the Contractor shall produce to the Project Manager
one (1) full set of Redline Record Drawings.


 


§ 9.8.4 Applications for Payment shall not be
processed by the Owner until it is reasonably satisfied that the Redline Record
Drawings are being satisfactorily maintained and updated. The Contractor
acknowledges and recognizes the Owner’s need to have an accurate set of such
drawings available at all times.


 


(Paragraphs
deleted)


§ 9.9
PARTIAL OCCUPANCY OR USE


§ 9.9.1 The Owner may occupy or use any completed or
partially completed portion of the Work at any stage when such portion is designated
by separate agreement with the Contractor, provided such occupancy or use is
consented to by the insurer and authorized by public authorities having
jurisdiction over the Work. Such partial occupancy or use may commence whether
or not the portion is substantially complete, provided the Owner and Contractor
have accepted in writing the responsibilities assigned to each of them for
payments, retainage, if any, security, maintenance, heat, utilities, damage to
the Work and insurance, and have agreed in writing concerning the period for
correction of the Work and commencement of warranties required by the Contract
Documents. When the Owner


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright © 1911, 1915, 1918, 1925, 1937, 1951, 1958,
  1961, 1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All
  rights reserved. WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


39

















 


elects to occupy and use a portion of the
Work, it shall so notify the Contractor, and the Contractor shall prepare and
submit a list as provided under Section 9.8.2. Consent of the Contractor
to partial occupancy or use shall not be unreasonably withheld. The stage of
the progress of the Work shall be determined by written agreement between the
Owner and Contractor or, if no agreement is reached, by decision of the
Architect


 


§ 9.9.2 Immediately prior to such partial occupancy
or use, the Owner, Contractor, Project Manager, Architect and Fill/Finish A/E
(if applicable) shall jointly inspect the area to be occupied or portion of the
Work to be used in order to determine and record the condition of the Work.


 


§ 9.9.3 Unless otherwise agreed upon, partial
occupancy or use of a portion or portions of the Work shall not constitute
acceptance of Work not complying with the requirements of the Contract
Documents.


 


§ 9.10 FINAL COMPLETION AND FINAL
PAYMENT


§ 9.10.1 Upon receipt of written notice that the
entire Work is ready for final inspection and acceptance and upon receipt of a
final Application for Payment, the Architect, Fill/Finish A/E, Project Manager
and the Owner will promptly make such inspection and, when they all find the
Work acceptable under the Contract Documents and the Contract fully performed,
the Architect will promptly issue a final Certificate for Payment stating that
to the best of the Architect’s knowledge, information and belief, and on the
basis of the Architect’s on-Site visits and inspections, the Work has been
completed in accordance with terms and conditions of the Contract Documents and
that the entire balance found to be due the Contractor and noted in the final
Certificate is due and payable. The Architect’s final Certificate for Payment
will constitute a further representation that conditions listed in Section 9.10.2
as precedent to the Contractor’s being entitled to final payment have been
fulfilled.


 


§ 9.10.2 Neither final payment nor any remaining
retained percentage shall become due until the Contractor submits to the Owner
and the Architect (1) an affidavit that payrolls for Contractor’s
employees, bills for materials and equipment, and other indebtedness connected
with the Work for which the Owner or the Owner’s property might be responsible
or encumbered (less amounts withheld by Owner) have been paid or otherwise
satisfied, (2) a certificate evidencing that insurance required by the
Contract Documents to be maintained by the Contractor and to remain in force
after final payment is currently in effect and will not be canceled or allowed
to expire until at least thirty (30) days’ prior written notice has been given
to the Owner, (3) a written statement that the Contractor knows of no
substantial reason that such insurance will not be renewable to cover the
period required by the Contract Documents, (4) consent of surety, if any,
to final payment and (5), other data establishing payment or satisfaction of
obligations, including, but not limited to, final waivers and releases of liens
from the Contractor and first tier Subcontractors in the forms set forth in Exhibit H
to the Agreement, to the extent and in such form as may be designated by the
Owner. If a Subcontractor refuses to furnish a final waiver and release of
liens and claims as specified, the Contractor may furnish a bond satisfactory
to the Owner to indemnify the Owner against such lien. If such lien remains
unsatisfied after payments are made, the Contractor shall refund to the Owner
all money that the Owner may be compelled to pay in discharging such lien,
including all costs and reasonable attorneys’ fees.


 


§ 9.10.3 If, after Substantial Completion of the
entire Work, final completion thereof is materially delayed through no fault of
the Contractor or by issuance of Change Orders affecting final completion, and
the Owner so confirms, the Owner shall, upon application by the Contractor, and
without terminating the Contract, make payment of the balance due for that
portion of the Work fully completed and accepted. If the remaining balance for
Work not fully completed or corrected is less than retainage stipulated in the
Contract Documents, and if bonds have been furnished, the written consent of
surety to payment of the balance due for that portion of the Work fully
completed and accepted shall be
submitted by the Contractor to the Owner prior to certification of such
payment. Such payment shall be made under terms and conditions governing final
payment, except that it shall not constitute a waiver of claims.


 


§ 9.10.4 Acceptance of final payment by the Contractor
or a Subcontractor shall constitute a waiver of Claims by


(Paragraphs
deleted)


that payee except those previously made in
writing and identified by that payee as unsettled at the time of final
Application for Payment.


 


§ 9.10.5 Application for final payment shall contain
the information required in Applications for Payment specified in the Contract
Documents and shall include, in addition, the following:


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright © 1911, 1915, 1918, 1925, 1937, 1951, 1958,
  1961, 1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All
  rights reserved. WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


40














 


.1     A certification by the Contractor that all
Work has been completed in accordance with the Contract Documents.


 


.2     A
certification by the Contractor that he has complied with all of the
requirements for final payment reasonably imposed by Owner’s Lender, if any
(provided that such requirements are provided to the Contractor on or before
Substantial Completion of the Work).


 


.3     A
certification by the Contractor that all warranties, guarantees, certificates,
operating manuals and other documents required by the Contract Documents,
including the conformed or as-built construction drawings, have been delivered
to the Architect or Owner.


 


.4     A
certification by the Contractor that all Work performed and all materials and
equipment furnished by the Contractor are guaranteed against defects in
material and workmanship for a period of one year from the date of Substantial
Completion of the entire Work or for such longer period as is provided for in
the Contract Documents and specifying that the Contractor will make good any
defects in materials, equipment or workmanship which may develop or become
apparent during the guarantee period, including, as necessary, the removal and
replacement of the Work of the Owner or any other contractor or the repair of
damage caused in the Work of the Owner or any other Contractor necessitated
thereby.


 


.5     A
certification by the Contractor that the Application for final payment includes
without exception all claims of the Contractor against the Owner arising in
connection with the Project except those previously made in writing and
identified by the Contractor as unsettled at the time of final Application for
Payment. With respect to such outstanding Claims, the Contractor shall describe
each one with specificity, and shall also set forth the maximum dollar value of
each.


 


.6     A certification by the Contractor that the
conformed or as-built construction drawings maintained by the Contractor are complete
and accurate.


 


§ 9.11 SCHEDULE OF ANTICIPATED PROGRESS PAYMENTS


§ 9.11.1 Before commencing the Work, the Contractor shall submit to the Owner a
schedule of anticipated progress payments which shall be based upon the Project
Schedule and Schedule of Values. The Contractor shall revise and update the
payment schedule as necessary from time to time to conform it to the Project
Schedule as revised and updated.


 


ARTICLE 10 PROTECTION OF PERSONS AND PROPERTY


§ 10.1 SAFETY PRECAUTIONS AND PROGRAMS


§ 10.1.1 The Contractor shall be responsible for initiating, maintaining and
supervising all safety precautions and programs in connection with the
performance of the Contract.


 


§ 10.2 SAFETY OF PERSONS AND PROPERTY


§ 10.2.1 The Contractor shall take reasonable precautions for safety of, and
shall provide reasonable protection to prevent damage, injury or loss to:


.1     employees
on the Work and other persons who may be affected thereby;


.2     the Work and materials and equipment to be incorporated therein,
whether in storage on or off the Site, under care, custody or control of the
Contractor or the Contractor’s Subcontractors or Sub- subcontractors; and


.3     other property at the Site or adjacent thereto, such as trees, shrubs,
lawns, walks, pavements, roadways, structures and utilities not designated for
removal, relocation or replacement in the course of construction.


 


§ 10.2.2 The Contractor shall give notices and comply with Applicable Laws
bearing on safety of persons or property or their protection from damage,
injury or loss.


 


§ 10.2.3 The Contractor shall erect and maintain, as required by existing
conditions and performance of the Contract, reasonable safeguards for safety
and protection, including posting danger signs and other warnings against
hazards, promulgating safety regulations and notifying owners and users of
adjacent sites and utilities.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958,
  1961, 1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All
  rights reserved. WARNING: This AIA® Document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this AIA® Document, or any
  portion of it, may result in severe civil and criminal penalties, and will be
  prosecuted to the maximum extent possible under the law. This document was produced by AIA software
  at 20:42:03 on 10/14/2007 under Order No.1000299547_1 which expires on
  5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


41

















 


§ 10.2.4 When use or storage of explosives or other hazardous materials or
equipment or unusual methods are necessary for execution of the Work, the
Contractor shall exercise utmost care and carry on such activities under
supervision of properly qualified personnel and shall notify local, state and
federal authorities, to the extent required by Applicable Laws.


 


§ 10.2.5 The Contractor shall promptly remedy damage and loss (other than damage
or loss insured under property insurance required by the Contract Documents) to
property referred to in Sections 10.2.1.2 and 10.2.1.3 caused in whole or in
part by the Contractor, a Subcontractor, a Sub-subcontractor, or anyone
directly or indirectly employed by any of them, or by anyone for whose acts
they may be liable and for which the Contractor is responsible under Sections
10.2.1.2 and 10.2.1.3, except damage or loss attributable to acts or omissions
of the Owner or Architect or anyone directly or indirectly employed by either
of them, or by anyone for whose acts either of them may be liable, and not attributable
to the fault or negligence of the Contractor. The foregoing obligations of the
Contractor are in addition to the Contractor’s obligations under Section 3.18.


 


§ 10.2.6 The Contractor shall designate a responsible member of the Contractor’s
organization at the Site whose duty shall be the prevention of accidents. This
person shall be the Contractor’s superintendent unless otherwise designated by
the Contractor in writing to the Owner and Architect.


 


§ 10.2.7 The Contractor shall not load or permit any part of the construction or
Site to be loaded so as to endanger its safety.


 


§ 10.3 HAZARDOUS MATERIALS


§ 10.3.1 “Hazardous Materials” means any substance:


 


.1     the presence of which requires investigation or remediation under any
federal, state or local law, statute, regulation, ordinance, order, or common
law; or


 


.2     which is or becomes defined, at any time during the duration of this
Agreement, as a “hazardous waste”, “hazardous substance”,
pollutant or contaminant under any federal, state or local law, statute,
regulation, rule or ordinance or amendments thereto, including without
limitation the Comprehensive Environmental Response, Compensation and Liability
Act, 42 U.S.C. §§ 9601 et seq. (“CERCLA”), as amended, or the
Resource, Conservation and Recovery Act, as amended, 42 U.S.C. §§ 6901 et
seq. (“RCRA”), and any comparable Maryland law; or


 


.3     which is petroleum, including crude oil or any fraction thereof not
otherwise designated as a “hazardous substance” under CERCLA, including
without limitation gasoline, diesel fuel or other petroleum hydrocarbons; or


 


.4     which is toxic, explosive, corrosive, flammable, infectious,
radioactive, carcinogenic, mutagenic, or otherwise hazardous and is or becomes
regulated at any time during the duration of this Agreement by any governmental
authority or agency or by any instrumentality of the United States, the State
of Maryland, or any political subdivision thereof; or


 


.5     the presence of which on the Project Site causes or threatens to cause
a nuisance upon the Project Site or to adjacent properties or poses or
threatens to pose a hazard to the health or safety of persons on or about the
Project Site; or


 


.6     the presence of which on adjacent properties could constitute a
trespass by the Design/Builder or the Authority; or


 


.7     which contains asbestos.


 


§ 10.3.2 If any Hazardous Materials, other than those (1) included in the
Contractor’s scope of Work or (2) brought to the site by the Contractor,
are encountered on the Site by the Contractor (collectively, “Owner Hazardous
Materials”), the Contractor shall, upon recognizing the condition, immediately
stop Work in the affected area and report the condition to the Owner and the
Architect in writing. The Owner shall obtain the services of a licensed
laboratory to verify the presence or absence of the Owner Hazardous Materials
reported by the Contractor and, in the event such material or substance is
found to be Owner Hazardous Materials, to verify that it has been rendered


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958,
  1961, 1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All
  rights reserved. WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


42

















 


harmless.
Unless otherwise required by the Contract Documents, the Owner shall furnish in
writing to the Contractor and Architect the names and qualifications of persons
or entities who are to perform tests verifying the presence or absence of Owner
Hazardous Materials or who are to perform the task of removal or safe
containment of such Owner Hazardous Materials. When the Owner Hazardous
Materials have been rendered harmless, Work in the affected area shall resume.
Such delay shall be deemed to be Force Majeure, and the Contractor shall be
entitled to a time extension and additional compensation to the extent
permitted by Section 8.3.


 


§ 10.3.3 To the fullest extent permitted by law, the Owner shall indemnify and
hold harmless the Project Manager, Contractor, Subcontractors, Architect,
Fill/Finish A/E, their consultants and agents and employees of any of them from
and against claims, damages, losses and expenses, including but not limited to
attorneys’ fees, arising out of the existence of Owner Hazardous Materials at
the Site if in fact the Owner Hazardous Materials present the risk of bodily
injury or death as described in Section 10.3.1 and have not been rendered
harmless, provided that such claim, damage, loss or expense is attributable to
bodily injury, sickness, disease or death, or to injury to or destruction of
tangible property (other than the Work itself) and except to the extent such
damage, loss or expense is not due to the negligence or willful misconduct of a
party seeking indemnity. The Contractor agrees, however, that the Owner’s
indemnity obligations under this Section 10.3.3 shall be conditional upon
the Contractor’s full compliance with Subparagraph 10.3.2 above, and in no
event shall this indemnity apply where the Contractor contributed to the
release, disbursement or unlawful handling of Owner Hazardous Materials


 


§ 10.4 PHYSICAL CONDITION OF SITE


The
Owner assumes no responsibility or liability for the physical condition or
safety of the Site or any improvements located on the Site, except to the
extent a portion of the Site is within the exclusive control of the Owner and not
the Contractor. The Contractor shall be solely responsible for providing a safe
place for the performance of the Work. The Contractor shall use best efforts to
provide for the safety and protection of all persons who may come in contact
with the Work within or adjacent to the Site.


 


§ 10.5 EMERGENCIES


§ 10.5.1 In an emergency affecting safety of persons or property, the Contractor
shall act, at the Contractor’s discretion, to prevent threatened damage, injury
or loss. Additional compensation or extension of time claimed by the Contractor
on account of an emergency shall be determined as provided in Section 4.3
and Article 7. The Contractor shall notify the Owner and the Architect of
such emergency as promptly as is practicable under the circumstances.


 


§ 10.6 SECURITY OF PROJECT AREA


10.6.1 The Contractor shall be responsible for the protection and security of
the Work and of its own personnel, materials, supplies and equipment whether on
or off the Site. The Owner may provide guards, watchmen or other security for
the Project; but the Owner shall be under no obligation to the Contractor to do
so and by doing so shall not assume any responsibility to the Contractor.


 


§ 10.7 SAFETY REQUIREMENTS


§ 10.7.1 The Contractor shall comply with all applicable safety requirements of
the Owner, all insurance carriers and all governmental agencies having
jurisdiction. The Contractor shall provide barriers, barricades, fences,
flagmen, fire prevention and other measures and safeguards necessary for the
protection of health, safety and property. The Contractor shall maintain the
good order and discipline of its employees and other persons under its
direction and control or present at the Project site in connection with the
Contractor’s work, and shall enforce the Owner’s regulations with respect to
safety, fire prevention and smoking. The use of alcoholic beverages, drugs and
other dangerous substances constitute a danger to life, health or property and
are strictly prohibited at the Project site. Contractor specifically agrees
that he will comply with all of the statutory and regulatory requirements of
the Drug Free Workplace Act of 1990.


 


§ 10.8 OFF-SITE SAFETY MEASURES AND TRAFFIC


§ 10.8.1 The Contractor shall provide for the protection of the general public
and the buildings, sidewalks and streets adjacent to the Project site and shall
cooperate with all authorities having jurisdiction in maintaining the free flow
of traffic in the vicinity of the Project site. Where such authorities are
legally entitled to reimbursement, the Contractor shall reimburse such
authorities for the cost of such traffic control measures, including the cost
of policemen, or other traffic
control personnel.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958,
  1961, 1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All
  rights reserved. WARNING: This AIA® Document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this AIA® Document, or any
  portion of it, may result in severe civil and criminal penalties, and will be
  prosecuted to the maximum extent possible under the law. This document was produced by AIA software
  at 20:42:03 on 10/14/2007 under Order No.1000299547_1 which expires on
  5/22/2008, and is not for resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


43

















 


§ 10.9 LOSS PREVENTION PROGRAM


§ 10.9.1 Contractor shall establish and administer a safety and loss prevention
program, including fire prevention, in compliance with the requirements of the
Owner, all insurance carriers, and governmental agencies having jurisdiction.
The Contractor’ shall designate a safety and loss prevention supervisor and
shall give him responsibility and authority to enforce the program and to
coordinate the Contractor’s safety program with those of the Owner, all
insurance carriers and other contractors.


 


§ 10.10 REPORT OF ACCIDENTS


§ 10.10.1 Contractor shall promptly report to the Owner in writing any accident
occurring on or off the Project site that relates to the Work and, in no event,
later than twenty-four (24) hours after the Contractor’s learning of such
accident, and shall, in addition, immediately give notice, by telephone or
messenger, of any accident resulting in death or serious personal injury or
property damage. Such notice shall include all known details of the
circumstances, the nature and extent of any injuries or property damage, the
names of all witnesses and other persons who may have knowledge of the
circumstances of the accident, and such other details as the Owner or the Owner’s
insurer shall require. As more details become known, the Contractor shall
update the Owner in writing with such additional information.


 


§ 10.11 PROTECTION OF WORK IN PROGRESS AND FINISHED WORK


§ 10.11.1 Contractor shall routinely inspect and protect the Work and property of
its Subcontractors, whether finished or unfinished, from damage, injury, or
loss arising in connection with operations under the Contract Documents, and
shall carry out its operations so as to avoid damage, injury or loss to
completed Work and to the work of the Owner and any separate contractor of the
Owner, including, but not limited to, the Other Contractor. If the Owner or a
separate Contractor has not sufficiently protected the Work the Contractor
shall promptly so notify the Owner.


 


(Paragraphs deleted)


ARTICLE 11 INSURANCE AND BONDS


§ 11.1 See provisions of the Agreement relating to bonds, and the provisions
of Exhibit I to the Agreement with respect to insurance requirements.


 


(Paragraphs deleted)


ARTICLE 12 UNCOVERING AND CORRECTION OF WORK


§ 12.1 UNCOVERING OF WORK


§ 12.1.1 If a portion of the Work is covered contrary to the Architect’s or
Fill/Finish A/E’s request or to requirements specifically expressed in the
Contract Documents, it must, if required in writing by the Architect or
Fill/Finish A/E, be uncovered for the Architect’s examination and be replaced
at the Contractor’s expense without change in the Contract Time.


 


§ 12.1.2 If a portion of the Work has been covered which the Architect or
Fill/Finish A/E have not specifically requested to examine prior to its being
covered, the Architect or Fill/Finish A/E may, after receiving the prior
written approval of the Owner, request to see such Work and it shall be
uncovered by the Contractor. If such Work is in accordance with the Contract
Documents, costs of uncovering and replacement shall, by appropriate Change Order,
be at the Owner’s expense. If such Work is not in accordance with the Contract
Documents, correction shall be at the Contractor’s expense unless the condition
was caused by the Owner or a separate contractor in which event the Owner shall
be responsible for payment of such costs. The foregoing shall apply in like
effect to surveys or tests as well as examination of the completed Work. In all
cases the cost shall include the reasonable cost of professional advice and
services necessary to complete the examination, survey and tests.


 


§ 12.2 CORRECTION OF WORK


§ 12.2.1 BEFORE OR AFTER SUBSTANTIAL COMPLETION


§ 12.2.1.1 The Contractor shall promptly correct Work rejected by the Architect or
Fill/Finish A/E or failing to conform
to the requirements of the Contract Documents, whether discovered before or
after Substantial Completion and whether or not fabricated, installed or
completed. Costs of correcting such rejected Work, including additional testing
and inspections and compensation for the Architect’s or Fill/Finish A/E’s
services and expenses made necessary thereby, shall be at the Contractor’s
expense. If the Contractor disputes that the rejected Work is not in accordance
with the Contract Documents, it shall notify the Owner and the Architect in
writing within five (5) days after such rejection and before incurring any
costs which could become the subject of a Change Order.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958,
  1961, 1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All
  rights reserved. WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


44

















 


§ 12.2.2 AFTER SUBSTANTIAL COMPLETION


§ 12.2.2.1 In addition to the Contractor’s obligations under Section 3.5, if,
within one year after the date of Substantial Completion of the Work or
designated portion thereof or after the date for commencement of warranties
established under Section 9.9.1, or by terms of an applicable special
warranty required by the Contract Documents, any of the Work is found to be not
in accordance with the requirements of the Contract Documents, the Contractor
shall correct it promptly after receipt of written notice from the Owner to do
so unless the Owner has previously given the Contractor a written acceptance of
such condition. If the Contractor fails to correct nonconforming Work within a
reasonable time during that period after receipt of notice from the Owner or
Architect, the Owner may correct it in accordance with Section 2.4. The
obligations under this Section shall also include any repairs and/or
replacement to any part of the Work and any other real and personal property
which is damaged in the process of correcting any defective Work.


 


§ 12.2.2.2 The one-year period for correction of Work shall be extended with
respect to portions of Work first performed after Substantial Completion by the
period of time between Substantial Completion and the actual performance of the
Work.


 


§ 12.2.2.3 The one-year period for correction of Work shall be extended by
corrective Work performed by the Contractor pursuant to this Section 12.2
for an additional one-year period from the date of completion of such
corrective Work, provided, however that the total period for correction of Work
shall not exceed eighteen (18) months.


 


§ 12.2.3 The Contractor shall remove from the Site portions of the Work which
are not in accordance with the requirements of the Contract Documents and are
neither corrected by the Contractor nor accepted by the Owner.


 


§ 12.2.4 The Contractor shall bear the cost of correcting destroyed or damaged
construction, whether completed or partially completed, of the Owner or
Separate Contractors caused by the Contractor’s correction or removal of Work
which is not in accordance with the requirements of the Contract Documents.


 


§ 12.2.5 Nothing contained in this Section 12.2 shall be construed to
establish a period of limitation with respect to other obligations which the
Contractor might have under the Contract Documents. Establishment of the
periods for correction of Work as described herein relate only to the specific
obligation of the Contractor to correct the Work, and have no relationship to
the time within which the obligation to comply with the Contract Documents may
be sought to be enforced, nor to the time within which proceedings may be
commenced to establish the Contractor’s liability with respect to the
Contractor’s obligations other than specifically to correct the Work.


 


§ 12.3 ACCEPTANCE OF NONCONFORMING WORK


§ 12.3.1 If the Owner prefers to accept Work which is not in accordance with the
requirements of the Contract Documents, the Owner may do so instead of requiring
its removal and correction, in which case the Contract Sum will be reduced as
appropriate and equitable. Such adjustment shall be effected whether or not
final payment has been made.


 


ARTICLE 13 MISCELLANEOUS PROVISIONS


§ 13.1 GOVERNING LAW


§ 13.1.1 The Contract shall be governed by the law of the State of Maryland without reference
to the rules governing choice of law.


 


§ 13.2 RIGHTS AND REMEDIES


§ 13.2.1 Duties and obligations imposed by the Contract Documents and rights and
remedies available thereunder shall be in addition to and not a limitation of
duties, obligations, rights and remedies otherwise imposed or available by law.


 


§ 13.2.2 No action or failure to act by the Owner, Architect or Contractor shall
constitute a waiver of a right or duty afforded them under the Contract, nor
shall such action or failure to act constitute approval of or acquiescence in a
breach thereunder, except as may be specifically agreed in writing.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958, 1961, 1963, 1966, 1970,
  1976, 1987 and 1997 by The American Institute of Architects. All rights reserved.
  WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


45

















 


§ 13.3 TESTS AND INSPECTIONS


§ 13.3.1 If the Contract Documents or Applicable Laws require any portions of
the Work to be inspected, tested or approved, unless otherwise provided, the
Contractor shall make arrangements for such tests, inspections and approvals
with an independent testing laboratory or entity acceptable to the Owner, or
with the appropriate public authority, and shall bear all related costs of
tests, inspections and approvals. The Contractor shall give the Owner and
Architect (and Fill/Finish A/E, if applicable) timely notice of when and where
tests and inspections are to be made so that the Architect and Fill/Finish A/E,
if applicable, may be present for such procedures. The Owner shall bear costs
of tests, inspections or approvals which do not become requirements until after
bids are received or negotiations concluded.


 


§ 13.3.2 If the Architect, Fill/Finish A/E, Project Manager, Owner or public
authorities having jurisdiction determine that portions of the Work require
additional testing, inspection or approval not included under Section 13.5.1,
the Architect will, upon written authorization from the Owner, instruct the
Contractor to make arrangements for such additional testing, inspection or
approval by an entity acceptable to the Owner, and the Contractor shall give
timely notice to the Owner , Project Manager, Architect and Fill/Finish A/E (if
applicable) of when and where tests and inspections are to be made so that the
Architect may be present for such procedures. Such costs, except as provided in
Section 13.5.3, shall be at the Owner’s expense.


 


§ 13.3.3 If such procedures for testing, inspection or approval under Sections
13.5.1 and 13.5.2 reveal failure of the portions of the Work to comply with
requirements established by the Contract Documents, all costs made necessary by
such failure including those of repeated procedures and reasonable compensation
for the Owner’s, Project Manager’s Fill/Finish A/E’s and Architect’s services
and expenses shall be at the Contractor’s expense.


 


§ 13.3.4 Required certificates of testing, inspection or approval shall, unless
otherwise required by the Contract Documents, be secured by the Contractor and
promptly delivered to the Architect.


 


§ 13.3.5 If the Architect, Project Manager, Fill/Finish A/E or the Owner wish to
observe tests, inspections or approvals required by the Contract Documents, the
Contractor shall give reasonable prior notice of the dates, places and times of
such tests.


 


§ 13.3.6 Tests or inspections conducted pursuant to the Contract Documents shall
be made promptly to avoid unreasonable delay in the Work.


 


§ 13.3.7 If, after the commencement of the Work, the Architect or the
Fill/Finish A/E determine that any of the work requires special observation,
testing or approval which Section 13.5.1 does not include, it may, upon
written authorization from the Owner, in lieu of the procedure specified in Section 13.5.2,
secure the services of an independent testing agency to perform such tests,
inspections and approvals. The Contractor shall make all arrangements, furnish
all samples and materials, and deliver the samples and materials to the testing
agency. Reports of such tests, observations and approvals shall be submitted to
the Architect. The Contractor or the Owner shall bear the costs of such tests,
as provided above.


 


§ 13.3.8 All observations, tests and approvals of any methods or means of construction,
materials or workmanship included in the Work required by the Specifications or
by Applicable Laws shall be performed at such times as the Owner shall approve
by independent agencies selected by the Owner. Representatives of the testing
laboratories and observers shall have access to the Work at all times. The
Contractor shall furnish samples of all materials and component parts of the
Work required as test specimens in connection with the tests and observations
and shall furnish labor and facilities at the site as necessary in connection
with testing and observation services.


 


§ 13.3.9 The Owner may require testing or observation, not required by the
Specifications or by Applicable Laws, or any methods or means of construction,
material or workmanship in order to determine the acceptability thereof under
the Contract Documents. Representatives of the testing laboratories and
observers shall have access to the Work at all times. The Contractor shall
furnish samples of all materials and component parts of the Work required as
test specimens in connection with the testing and observation services. If such
testing or observation does not disclose that the methods or means of
construction, material or workmanship are not in compliance with the Contract Documents,
the Owner shall bear the cost of such testing and observation and of the labor
and facilities in connection with such testing and observations. if such
testing or observation discloses that such methods of means of construction,
material or workmanship are not in compliance with the Contract Documents, the
Contractor shall


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958,
  1961, 1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All
  rights reserved. WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


46

















 


bear
such cost.


 


§ 13.3.10 The Owner may in its discretion provide and pay for such other tests
and inspections it deems necessary or appropriate during construction through
an independent quality control agency. The Contractor shall cooperate with such
tests and shall notify the testing agency at least 24 hours prior to performing
any test directed by Owner. The Contractor acknowledges that the tests referred
to herein may include, without limitation, concrete and reinforcement
inspection and testing, waterproofing inspection, structural steel inspection,
inspections and testing in connection with mechanical and electrical
installations.


 


§ 13.3.11 To the extent any of the foregoing testing, inspections or approvals
relate to Work that is adjacent to the Montgomery County-owned garage, the
Contractor shall give at least ten (10) business days’ prior written
notice to appropriate employees of Montgomery County so that they may be
present for such testing, inspections or approvals.


 


§ 13.4 QUALITY OF WORKMANSHIP AND MATERIALS


§ 13.4.1 The Contractor shall perform the Work in accordance with the best
modern practice and shall employ only first-class workmanship and materials as
specified in the Contract Documents.


 


(Paragraphs deleted)


§ 13.5 INTERPRETATION


§ 13.5.1 All personal pronouns used in this Contract, whether used in the
masculine, feminine or neuter gender, shall include all other genders; and the
singular shall include the plural and vice versa. Titles of Articles,
Paragraphs and Subparagraphs are for convenience only, and neither limit nor
amplify the provisions of this Contract in itself. The use herein of the word “including,”
when following any general statement, term or matter, shall not be construed to
limit such statement, term or matter to the specific items or matters set forth
immediately following such word or to similar items or matters, whether or not
non-limiting language (such words as “without limitation,” or “but not limited to,” or words of similar import) is
used with reference thereto, but rather shall be deemed to refer to all other
items or matters that could reasonably fall within the broadest possible scope
of such general statement, term or matter.


 


§ 13.5.2 Wherever possible, each provision of this Agreement shall be
interpreted in a manner as to be effective and valid under applicable law. If,
however, any provision of this Agreement, or portion thereof, is prohibited by
law or found invalid under any law, only such provision or portion thereof
shall be ineffective, without in any manner invalidating or affecting the remaining provisions of this Agreement or
valid portions of such provision, which are hereby deemed severable.


 


(Paragraphs deleted)


ARTICLE 14 TERMINATION OR SUSPENSION OF THE CONTRACT


§ 14.1 TERMINATION BY THE CONTRACTOR


§ 14.1.1 The Contractor may terminate the Contract if the Work is stopped
through no act or fault of the Contractor or a Subcontractor, Sub-subcontractor
or their agents or employees or any
other persons or entities performing portions of the Work under direct or
indirect contract with the Contractor


.1     for a period of ninety (90) days on account
of the issuance of an order of a court or other public authority having jurisdiction;


.2     for a period of ninety (90) days on account of an act of government,
such as a declaration of national emergency,
making material unavailable; or


.3     for a period of thirty (30) days because the Owner has not made
payments to the Contractor of amounts
not in dispute and due and owing.


 


§ 14.1.2 If one of the reasons described in Section 14.1.1, the Contractor
may, upon seven (7) business days’ written notice to the Owner, terminate
the Contract and recover from the Owner payment for Work executed and for
proven loss with respect to materials, equipment, tools, and construction
equipment and machinery as provided in Section 14.3 below. Such recovery
shall be the sole remedy of the Contractor in the event of a Contractor
termination of the Contract.


 


(Paragraphs deleted)


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958,
  1961, 1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All
  rights reserved. WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


47

















 


§ 14.2 TERMINATION BY THE OWNER FOR CAUSE


§ 14.2.1 The Owner may terminate the Contract if the Contractor:


.1     persistently or repeatedly refuses or fails
to supply enough properly skilled workers or proper materials;


.2     fails to make payment to Subcontractors for materials or labor in
accordance with the respective agreements
between the Contractor and the Subcontractors;


.3     persistently disregards laws, ordinances, or rules, regulations or
orders of a public authority having jurisdiction;


.4     fails to provide or maintain the bonds or insurance required by the
Contract Documents; or


.5     otherwise is guilty of substantial breach of a provision of the
Contract Documents.


 


§ 14.2.2 When any of the above reasons exist, the Owner may without prejudice to
any other rights or remedies of the Owner and after giving the Contractor and
the Contractor’s surety, if any, seven (7) days’ written notice, terminate
employment of the Contractor and may, subject to any prior rights of the
surety:


.1     take possession of the Site and of all materials,
equipment, tools, and construction equipment and machinery thereon owned by the
Contractor;


.2     accept assignment of subcontracts pursuant to Section 5.4;
and


.3     finish the Work by
whatever reasonable method the Owner may deem expedient. Upon request of the
Contractor, the Owner shall furnish to the Contractor a detailed accounting of
the costs incurred by the Owner in finishing the Work.


 


§ 14.2.3 When the Owner terminates the Contract for one of the reasons stated in
Section 14.2.1, the Contractor shall not be entitled to receive further
payment until the Work is finished.


 


§ 14.2.4 When the Work is finally complete, if the unpaid balance of the
Contract Sum (adjusted for Change Orders, Construction Change Directives and
Claims) exceeds all costs of finishing the Work, including reasonable compensation
for the Architect’s, Fill/Finish A/E’s, Project Manager’s and Owner’s services
and expenses made necessary thereby, and other damages incurred by the Owner
and not expressly waived, such excess shall be paid to the Contractor. If such
costs and damages exceed the unpaid balance, the Contractor shall pay the
difference to the Owner. This obligation for payment shall survive termination
of the Contract.


 


§ 14.3 SUSPENSION BY THE OWNER FOR CONVENIENCE


§ 14.3.1 The Owner may, without cause, order the Contractor in writing to
suspend, delay or interrupt the Work in whole or in part for such period of
time as the Owner may determine. Such suspension shall be treated as an
Excusable Delay, and the provisions of Section 8.3 shall apply to time
extensions and increases in the Contract Sum.


 


(Paragraphs deleted)


§ 14.4 TERMINATION BY THE OWNER FOR CONVENIENCE


§ 14.4.1 The Owner may, at any time, terminate the Contract for the Owner’s
convenience and without cause.


 


§ 14.4.2 Upon receipt of written notice from the Owner of such termination for
the Owner’s convenience, the Contractor shall:


.1     cease operations as directed by the Owner in
the notice;


.2     take actions necessary, or that the Owner may direct, for the
protection and preservation of the Work; and


.3     except for Work directed to be performed prior to the effective date of
termination stated in the notice

and those subcontracts of which the Owner elects to take assignment (as stated
in the notice), terminate all existing subcontracts and purchase orders and
enter into no further subcontracts and purchase orders.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958,
  1961, 1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All
  rights reserved. WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


48

















 


§ 14.4.3 In case of such termination for the Owner’s convenience, the Contractor
shall be entitled to receive payment for Work executed, and costs incurred by
reason of such termination, along with proportionate Contractor’s Fee on Work performed.
The foregoing shall be the Contractor’s sole remedy in the event of termination
for convenience, and the Contractor hereby waives any claims for compensation
or damages other than as set forth above.


 


§ 14.5 SURVIVAL OF PROVISIONS


§ 14.5.1 All provisions of the Contract Documents relating to indemnification
and other obligations that may extend beyond termination of the Contract shall
survive termination or other expiration of the Contract.


 


ARTICLE 15 OTHER PROVISIONS


§ 15.1 WORK TO CONTINUE DURING DISPUTES


§ 15.1.1 In the event of a dispute, controversy or question between the Owner
and the Contractor or the Contractor and any other person, with respect to the
Project, or this Agreement, or the interpretation of the Contract Documents,
the performance of any portion of the Work, the delivery of any materials, the
payment of any money or otherwise, the Owner and the Contractor shall continue
to perform their respective obligations under this Agreement without
interruption or delay, pending the resolution or settlement of such dispute,
controversy or question; and the Contractor shall not directly or indirectly
stop or delay the performance of the Work, including the delivery of materials
to the site.


 


§ 15.2 PARTIAL OCCUPANCY BY OWNER


§ 15.2.1 The Owner reserves the right to place and install equipment and
furnishings in the building as necessary and convenient prior to substantial
completion, and the Contractor shall cooperate with the Owner and coordinate
work with the Owner to allow installation of such equipment and furnishings.
Such placing of equipment and partial occupancy of the addition shall not be
construed as evidence of substantial or final completion of the Work or any
portion of it, nor signify Owner’s acceptance of the Work or any part of it.


 


§ 15.3 OCCUPANCY


§ 15.3.1 The Contractor shall allow the Owner to take possession of and use any
partially completed portion of the structure, or to place and install as much
equipment and machinery during the process of the work as is possible without
unreasonable interference with the progress of the Contractor. Possession and
use of the structure or placing and installing of equipment, or both, shall not
in any way evidence the substantial or final completion of the Work or signify
the Owner’s acceptance of the Work or any part thereof.


 


§ 15.4 INTERFERENCE WITH ADJOINING PROPERTIES


§ 15.4.1 All operations necessary for the execution of the Work shall, so far as
compliance with the requirements of the Contract permits, be carried on so as
not to interfere unnecessarily or improperly with the convenience of the public, or the access to, use and
occupation of public or private roads and footpaths to or of properties whether
in the possession of the Owner or of any other person. The Contractor shall
save harmless and indemnify the Owner in respect of all claims, proceedings, damages, costs, charges and
expenses whatsoever arising out of, or in relation to, any such matters in so
far as the Contractor is responsible therefor.


 


§ 15.4.2 The Contractor shall use every reasonable means to prevent any of the
routes to the Site from being damaged
or injured by any traffic of the Contractor or any of its Subcontractors and,
in particular, shall select routes, choose and use vehicles and restrict and
distribute loads so that any such extraordinary traffic as may arise from the
moving of plant and materials from and to the site shall be limited, as
reasonably possible, so that no damage or injury may be occasioned to such
highways and bridges. Contractor shall save harmless and indemnify the Owner in
respect of all claims, proceedings, damages, costs, charges and expenses
whatsoever arising out of, or in relation to, any such matters in so far as the
Contractor is responsible therefor.


 


	
  Init.

   

      /

  	
  AIA Document A201TM – 1997. Copyright ©1911, 1915, 1918, 1925, 1937, 1951, 1958,
  1961, 1963, 1966, 1970, 1976, 1987 and 1997 by The American Institute of
  Architects. All
  rights reserved. WARNING: This AIA® Document is protected by U.S. Copyright Law
  and International Treaties. Unauthorized reproduction or distribution of this
  AIA® Document, or any portion of it, may result
  in severe civil and criminal penalties, and will be prosecuted to the maximum
  extent possible under the law. This document was produced by AIA software at 20:42:03 on 10/14/2007
  under Order No.1000299547_1 which expires on 5/22/2008, and is not for
  resale.

  
	 
	
   

  	
  User Notes:

  	
  (4292343372)

  	 

					



 


49

















 


EXHIBIT C


 


EQUIPMENT
MATRIX [to be inserted at time as the GMP is agreed upon]


 


[This
exhibit has been superseded by Amendment No. 1]


 

















 


EXHIBIT D


 


SCOPE OF AUTHORITY OF PROJECT MANAGER


 


Stranix Associates, LLC is the Project
Manager. The Project Manager shall be entitled to act or make decisions on
behalf of the Owner only to the extent such actions or decisions do not
increase the Guaranteed Maximum Price or extend the Substantial Completion Date
of the Work. To the extent the Construction Manager believes that an action or
decision of the Project Manager may have the effect of increasing the
Guaranteed Maximum Price or extending the Substantial Completion Date of the
Work, it shall be the responsibility of the Construction Manager to obtain the
prior written approval of the Owner before it is entitled to rely on such act
or decision of the Project Manager.


 

















 


EXHIBIT E


 


PROJECT
SCHEDULE [Detailed Construction Schedule to be inserted at such time as the GMP
is agreed upon]


 


[This exhibit has been superseded by
Amendment No. 1]


 














 


EXHIBIT F


 


KEY PERSONNEL


 


	
  Whiting-Turner Key 

  Personnel

  	
   

  	
  Project Role Description

  	
   

  	
  Fully Burdened

   Hourly Rates

  	
   

  
	
  1

  	
   

  	
  Jonathan
  Hess

  	
   

  	
  Project
  Executive

  	
   

  	
  NC

  	
   

  
	
  2

  	
   

  	
  Jeff Jenkins

  	
   

  	
  Sr. Project
  Manager

  	
   

  	
  $[***]

  	
   

  
	
  3

  	
   

  	
  Tom Brady

  	
   

  	
  Construction
  Project Manager

  	
   

  	
  $[***]

  	
   

  
	
  4

  	
   

  	
  Warren
  Strozyk

  	
   

  	
  Superintendent

  	
   

  	
  $[***]

  	
   

  
	
  5

  	
   

  	
  Glen Causey

  	
   

  	
  Fill/Finish
  Project Manager

  	
   

  	
  $[***]

  	
   

  
	
  6

  	
   

  	
  Jonathon
  Santamont

  	
   

  	
  MEP Project
  Manager

  	
   

  	
  $[***]

  	
   

  



 














 


EXHIBIT
G


 


GMP,
Including General Conditions Items and Costs, Fee and Contingency [Control
Budget attached - GMP & Contingency to be inserted at such time as the
GMP is agreed upon]


 


[This exhibit has been superseded by
Amendment No. 1]


 














 


EXHIBIT
H


 


FORM OF
PARTIAL AND FINAL WAIVERS AND RELEASES OF LIENS


 


(see attached)


 

















 


CONTRACTOR
AFFIDAVIT AND PARTIAL RELEASE OF LIENS AND CLAIMS


 


OWNER:


 


CONTRACTOR:


 


PROJECT:


 


	
  CONTRACT
  DATE:

  	
   

  	
   

  
	
   

  
	
  FROM:

  	
   

  
	
  STREET:

  	
   

  
	
  CITY,
  ST.:

  	
   

  



 


I.              Certifications,
Affirmations and Warranties


 


The undersigned, to support its entitlement to the requested payment,
and for and in consideration of payments made by
                          
(“Owner”) to the undersigned or to a Subcontractor, Materialman, or Supplier of
the undersigned, and contingent upon the receipt of such payment, for work
performed in the construction of the above-referenced Project pursuant to the
above-referenced Contract, hereby affirms, certifies and warrants as follows:


 


1.             Payment Request No.                           
represents the actual value of work performed through the above indicated
payment request period for which payment is due under the terms of the Contract
(and all authorized changes thereto) between the undersigned and Owner relating
to the Project, including (i) all labor expended in the construction of
the Project, (ii) all materials, fixtures and equipment delivered to
Project, (iii) all materials, fixtures and equipment for the Project
stored offsite to the extent authorized by Owner and for which payment
therefore is permitted by the Contract and all requirements of said Contract
with respect to materials stored offsite have been fulfilled, (iv) all
services performed in the construction of the Project, and (v) all
equipment used, for provided for use, in the construction of the Project.  Such work including items (I) through (v) is
hereafter collectively referred to as “work performed in the construction of
the Project”.


 


2.             Except for
retainage, if applicable, there are no outstanding claims against the Owner
and/or its lenders and guarantors, or the Project, in connection with the work
performed in the construction of the Project through the
              
day of
                                    ,
200  .


 


3.             The undersigned has
not assigned to anyone any claim, any lien, or any right to file or perfect a
lien, against the Owner and/or its lenders, or the Project.


 


4.             The undersigned has
paid in full all laborers, Subcontractors, Suppliers, Materialmen, trade unions
and others with respect to all work performed in the construction of the
Project through
                  
day of                       ,
200  .  No such party has filed
or can properly file any claim, demand, lien, encumbrance or action against the
Owner and/or its lenders, or the Project.


 


5.             The undersigned has
not given or executed any security interest for or in connection with any
materials, equipment, appliances, machines, fixtures or furnishings which have
been or are to be placed upon or installed in the Project, and is conveying
good title to the same to the Owner.


 


6.             The undersigned has
paid all amounts due benefit funds, trade unions, applicable taxes, applicable
fees, duties and other like charges relating directly or indirectly to the work
performed in the construction of the Project.


 


7.             The undersigned has
complied with all applicable federal, state and local laws, codes, ordinances
and regulations relating to the work performed in the construction of the
Project.


 


8.             The undersigned has
the right, power and authority to execute this document.


 


2

















 


II.            Waiver
and Release


 


In accord with the Contract, the undersigned does hereby forever waive
and release in favor of the Owner and its lenders, the Project and the title
company or companies examining and/or insuring title to the Project, and any
and all successors and assignees of the above, all rights that presently exist
or hereafter may accrue to the undersigned by reason of work performed in the
construction of the Project through the
             day of
                        ,
200  , (1) to assert a lien upon the land and/or improvements
comprising the Project, and (2) to assert or bring any causes of action,
claims, suits and demands which the undersigned ever had or now has against the
Owner and/or its lenders, or the Project.


 


III.           Indemnification


 


The undersigned hereby agrees to indemnify and hold harmless the Owner
and its lenders, from any and all damages, costs, expenses, demands, and suits,
(including reasonable legal fees) directly or indirectly relating to any cause
of action, claim or lien filing by any party with respect to any (1) work
performed in the construction of the Project or work which should have been
performed in construction of the Project through the
           of
                              ,
200  (2) any rights waived or released herein, and (3) any
misrepresentation or breach of any certification, affirmation or warranty made
by the undersigned in this Affidavit, Waiver and Release of Liens, and upon the
request the Owner or its lenders, will undertake to defend such causes of
action, claims or lien filings at its sole cost and expense.


 


	
  Date:

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  (Construction Manager - Full Corporate Name)

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  By:

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
  (Authorized Signature)

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Title:

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
  (Corporate Title)

  	
   

  	
   

  
									



 


	
  Subscribed and sworn before me

  this             
  day of                           ,

  200  .

  	
   

  
	
   

  	
   

  
	
   

  	
   

  
	
  Notary Public

  	
   

  
	
   

  	
   

  
	
  My Commission Expires:

  	
   

  
	
   

  	
   

  
	
   

  	
   

  



 


3

















 


CONTRACTOR
FINAL AFFIDAVIT, WAIVER AND RELEASE OF LIENS AND CLAIMS


 


OWNER:


 


CONTRACTOR:


 


PROJECT:


 


	
  CONTRACT
  DATE:

  	
   

  	
   

  
	
   

  
	
  FROM:

  	
   

  
	
  STREET:

  	
   

  
	
  CITY,
  ST.:

  	
   

  



 


I.              Certifications,
Affirmations and Warranties


 


The undersigned, to support its entitlement to the requested payment,
and for and in consideration of final payment made by
                        
(“Owner”) to the undersigned or to a subcontractor, materialman, or supplier of
the undersigned, and contingent upon the receipt of such payment, for work
performed in the construction of the above-referenced Project pursuant to the
above-referenced Contract, hereby affirms, certifies and warrants as follows:


 


1.             Upon receipt of the
sum of
$                            ,
the undersigned will have received final payment under the terms of the
Contract (and all authorized changes thereto) between the undersigned and Owner
relating to the Project, including (1) all labor expended in the
construction of the Project, (2) all materials, fixtures and equipment
delivered to the site and either incorporated or to be incorporated into the
Project, (3) all materials, fixtures and equipment for the Project stored
offsite to the extent authorized by Owner and for which payment therefor is
permitted by the Contract and all requirements of said Contract with respect to
materials stored offsite have been fulfilled, (4) all services performed
in the construction of the Project, and (5) all equipment used, or
provided for use, in the construction of the Project.  Such work including items (1) through (5) is
hereafter collectively referred to as “work performed in the construction of
the Project.”


 


2.             Except for receipt
of final payment as set forth in paragraph I, there are no outstanding claims
against the Owner and/or its lenders, or the Project, in connection with the
work performed in the construction of the Project.


 


3.             The undersigned has
not assigned to anyone any claim, any lien, or any right to file or perfect a
lien, against the Owner and/or its lenders, or the Project.


 


4.             The undersigned has
paid in full all laborers, and, subject to retainage, all subcontractors,
suppliers, materialmen, trade unions and others with respect to all work
performed in the construction of the Project. 
No such party has filed or can properly file any claim, demand, lien,
encumbrance or action against the Owner and/or its lenders, or the Project.


 


5.             The undersigned has
not given or executed any security interest for or in connection with any
materials, equipment, appliances, machines, fixtures or furnishings which have
been or are to be placed upon or installed in the Project, and is conveying
good title of the same to the Owner.


 


6.             The undersigned has
paid all amounts due benefit funds, trade unions, applicable taxes, applicable
fees, duties and other like charges relating directly or indirectly to the work
performed in the construction of the Project.


 


7.             The undersigned has
complied with all applicable federal, state and local laws, codes, ordinances
and regulations relating to the work performed in the construction of the
Project.


 


4

















 


8.             The undersigned has
the right, power and authority to execute this document.


 


II.            Waiver
and Release


 


In accord with the Contract, the undersigned does hereby forever waive
and release in favor of the Owner and its lenders, the Project and the title
company or companies examining and/or insuring title to the Project, and any
and all successors and assignees of the above, all rights that presently exist
or hereafter may accrue to the undersigned by reason of work performed in the
construction of the Project through the
             day of
                        ,
200  , (1) to assert a lien upon the land and/or improvements
comprising the Project, and (2) to assert or bring any causes of action,
claims, suits and demands which the undersigned ever had or now has against the
Owner and/or its lenders, or the Project.


 


III.           Indemnification


 


The undersigned hereby agrees to indemnify and hold harmless the Owner
and its lenders, from any and all damages, costs, expenses, demands, and suits,
(including reasonable legal fees) directly or indirectly relating to any cause
of action, claim or lien filing by any party with respect to any (1) work
performed in the construction of the Project or work which should have been
performed in construction of the Project through the
           of
                              ,
200  , (2) any rights waived or released herein, and (3) any
misrepresentation or breach of any certification, affirmation or warranty made
by the undersigned in this Final Affidavit, Waiver and Release of Liens and
Claims, and upon the request of the Owner or its lenders, will undertake to
defend such causes of action, claims or lien filings at its sole cost and
expense.


 


This Final Affidavit, Waiver and Release of Liens and Claims shall be
an independent covenant and shall operate and be effective with respect to work
and labor done and materials furnished under any supplemental contract or
contracts, whether oral or written for extra or additional work on the project
and for any further work done or materials furnished at any time with respect
to the project subsequent to the execution hereof.


 


	
  Date:

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  (Construction Manager - Full Corporate Name)

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  By:

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
  (Authorized Signature)

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Title:

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
  (Corporate Title)

  	
   

  	
   

  
									



 


	
  Subscribed and sworn before me

  this             
  day of                        ,

  200  .

  	
   

  
	
   

  	
   

  
	
   

  	
   

  
	
  Notary Public

  	
   

  
	
   

  	
   

  
	
  My Commission Expires:

  	
   

  
	
   

  	
   

  
	
   

  	
   

  



 


5

















 


SUBCONTRACTOR
AFFIDAVIT AND PARTIAL RELEASE OF LIENS


 


OWNER:


 


CONTRACTOR:


 


PROJECT:


 


	
  SUBCONTRACT
  DATE:

  	
   

  	
   

  
	
  PURCHASE
  ORDER NO.

  	
   

  
	
   

  	
   

  
	
  FROM:

  	
   

  
	
  STREET:

  	
   

  
	
  CITY,
  ST.:

  	
   

  



 


I.              Certifications,
Affirmations and Warranties


 


The undersigned, to support its entitlement to the requested payment,
and for and in consideration of payments made by
                          
(“Construction Manager”) to the undersigned or to a Subcontractor, Materialman,
or Supplier of the undersigned, and contingent upon the receipt of such
payment, for work performed in the construction of the above-referenced Project
pursuant to the above-referenced Subcontract or Purchase Order, hereby affirms,
certifies and warrants as follows:


 


1.             Payment Request No.                           
represents the actual value of work performed through the above indicated
payment request period for which payment is due under the terms of the Subcontract
or Purchase Order (and all authorized changes thereto) between the undersigned
and Construction Manager relating to the Project, including (I) all labor
expended in the construction of the Project, (ii) all materials, fixtures
and equipment delivered to Project, (iii) all materials, fixtures and
equipment for the Project stored offsite to the extent authorized by
Construction Manager and for which payment therefore is permitted by
Construction Manager=s contract with the Owner and all requirements of said
contract with respect to materials stored offsite have been fulfilled, (iv) all
services performed in the construction of the Project, and (v) all
equipment used, for provided for use, in the construction of the Project.  Such work including items (I) through (v) is
hereafter collectively referred to as “work performed in the construction of
the Project.”


 


2.             Except for
retainage, there are no outstanding claims against Construction Manager and/or
its sureties, the Owner of the Project and/or its lenders and guarantors, or
the Project, in connection with the work performed in the construction of the
Project through the
              
day of
                                    ,
200  .


 


3.             The undersigned has
not assigned to anyone any claim, any lien, or any right to file or perfect a
lien, against Construction Manager and/or its sureties, the Owner of the
Project and/or its lenders, or the Project.


 


4.             The undersigned has
paid in full all laborers, Subcontractors, Suppliers, Materialmen, trade unions
and others with respect to all work performed in the construction of the
Project through                   
day of
                      ,
200  .  No such party has filed
or can properly file any claim, demand, lien, encumbrance or action against
Construction Manager and/or its sureties, the Owner of the Project and/or its
lenders, or the Project.


 


5.             The undersigned has
not given or executed any security interest for or in connection with any
materials, equipment, appliances, machines, fixtures or furnishings which have
been or are to be placed upon or installed in the Project, and is conveying
good title to the same to Construction Manager or the Owner.


 


6.             The undersigned has
paid all amounts due benefit funds, trade unions, applicable taxes, applicable
fees, duties and other like charges relating directly or indirectly to the work
performed in the construction of the Project.


 


7.             The undersigned has
complied with all applicable federal, state and local laws, codes, ordinances
and regulations relating to the work performed in the construction of the
Project.


 


8.             The undersigned has
the right, power and authority to execute this document.


 


6

















 


II.            Waiver
and Release


 


In accord with the Subcontract Agreement or the Purchase Order, as
applicable, the undersigned does hereby forever waive and release in favor of
Construction Manager and its sureties, the Owner of the Project and its
lenders, the Project and the title company or companies examining and/or
insuring title to the Project, and any and all successors and assignees of the
above, all rights that presently exist or hereafter may accrue to the
undersigned by reason of work performed in the construction of the Project
through the
             day of
                        ,
200  , (1) to assert a lien upon the land and/or improvements
comprising the Project, and (2) to assert or bring any causes of action,
claims, suits and demands which the undersigned ever had or now has against
Construction Manager and/or its sureties, the Owner of the Project and/or its
lenders, or the Project.


 


III.           Indemnification


 


The undersigned hereby agrees to indemnify and hold harmless
Construction Manager and its sureties, and the Owner of the project and its
lenders, from any and all damages, costs, expenses, demands, and suits,
(including reasonable legal fees) directly or indirectly relating to any cause
of action, claim or lien filing by any party with respect to any (1) work
performed in the construction of the Project or work which should have been
performed in construction of the Project through the
           of                               ,
200  , (2) any rights waived or released herein, and (3) any
misrepresentation or breach of any certification, affirmation or warranty made
by the undersigned in this Affidavit, Waiver and Release of Liens, and upon the
request of Construction Manager, its sureties, the Owner of the Project or its
lenders, will undertake to defend such causes of action, claims or lien filings
at its sole cost and expense.


 


	
  Date:

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  (Subcontractor - Full Corporate Name)

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  By:

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
  (Authorized Signature)

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Title:

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
  (Corporate Title)

  	
   

  	
   

  
									



 


	
  Subscribed and sworn before me

  this             
  day of                        ,

  200  .

  	
   

  
	
   

  	
   

  
	
   

  	
   

  
	
  Notary Public

  	
   

  
	
   

  	
   

  
	
  My Commission Expires:

  	
   

  
	
   

  	
   

  
	
   

  	
   

  



 


7

















 


SUBCONTRACTOR FINAL AFFIDAVIT, WAIVER AND
RELEASE OF LIENS


 


OWNER:


 


CONTRACTOR:


 


PROJECT:


 


	
  SUBCONTRACT
  DATE:

  	
   

  	
   

  
	
  PURCHASE
  ORDER NO.

  	
   

  
	
   

  	
   

  
	
  FROM:

  	
   

  
	
  STREET:

  	
   

  
	
  CITY,
  ST.:

  	
   

  



 


 


I.              Certifications,
Affirmations and Warranties


 


The undersigned, to support its entitlement to the requested payment,
and for and in consideration of final payment made by
                        
(“Construction Manager”) to the undersigned or to a subcontractor, materialman,
or supplier of the undersigned, and contingent upon the receipt of such
payment, for work performed in the construction of the above-referenced Project
pursuant to the above-referenced Subcontract or Purchase Order, hereby affirms,
certifies and warrants as follows:


 


1.             Upon receipt of the
sum of $                            ,
the undersigned will have received final payment under the terms of the
Subcontract or Purchase Order (and all authorized changes thereto) between the
undersigned and Construction Manager relating to the Project, including (1) all
labor expended in the construction of the Project, (2) all materials,
fixtures and equipment delivered to the site and either incorporated or to be
incorporated into the Project, (3) all materials, fixtures and equipment
for the Project stored offsite to the extent authorized by Construction Manager
and for which payment therefor is permitted by Construction Manager’s contract
with the Owner and all requirements of said contract with respect to materials
stored offsite have been fulfilled, (4) all services performed in the
construction of the Project, and (5) all equipment used, or provided for
use, in the construction of the Project. 
Such work including items (1) through (5) is hereafter
collectively referred to as “work performed in the construction of the
Project.”


 


2.             Except for receipt
of final payment as set forth in paragraph I, there are no outstanding claims
against Construction Manager and/or its sureties, the Owner of the Project
and/or its lenders, or the Project, in connection with the work performed in
the construction of the Project.


 


3.             The undersigned has
not assigned to anyone any claim, any lien, or any right to file or perfect a
lien, against Construction Manager and/or its sureties, the Owner of the
Project and/or its lenders, or the Project.


 


4.             The undersigned has
paid in full all laborers, and, subject to retainage, all subcontractors,
suppliers, materialmen, trade unions and others with respect to all work
performed in the construction of the Project. 
No such party has filed or can properly file any claim, demand, lien,
encumbrance or action against Construction Manager and/or its sureties, the
Owner of the Project and/or its lenders, or the Project.


 


5.             The undersigned has
not given or executed any security interest for or in connection with any
materials, equipment, appliances, machines, fixtures or furnishings which have
been or are to be placed upon or installed in the Project, and is conveying
good title ot the same to Construction Manager or the Owner.


 


6.             The undersigned has
paid all amounts due benefit funds, trade unions, applicable taxes, applicable
fees, duties and other like charges relating directly or indirectly to the work
performed in the construction of the Project.


 


8

















 


7.             The undersigned has
complied with all applicable federal, state and local laws, codes, ordinances
and regulations relating to the work performed in the construction of the
Project.


 


8.             The undersigned has
the right, power and authority to execute this document.


 


II.            Waiver
and Release


 


In accord with the Subcontract Agreement or the Purchase Order, as
applicable, the undersigned does hereby forever waive and release in favor of
Construction Manager and its sureties, the Owner of the Project and its lenders
and guarantors, the Project and the title company or companies examining and/or
insuring title to the Project, and any and all successors and assignees of the
above, all rights that presently exist or hereafter may accrue to the
undersigned by reason of work performed in the construction of the Project
through the
             day of
                        ,
200  , (1) to assert a lien upon the land and/or improvements
comprising the Project, and (2) to assert or bring any causes of action,
claims, suits and demands which the undersigned ever had or now has against
Construction Manager and/or its sureties, the Owner of the Project and/or its
lenders, or the Project.


 


III.           Indemnification


 


The undersigned hereby agrees to indemnify and hold harmless Construction
Manager and its sureties, and the Owner of the project and its lenders, from
any and all damages, costs, expenses, demands, and suits, (including reasonable
legal fees) directly or indirectly relating to any cause of action, claim or
lien filing by any party with respect to any (1) work performed in the
construction of the Project or work which should have been performed in
construction of the Project through the
           of
                              ,
200  , (2) any rights waived or released herein, and (3) any
misrepresentation or breach of any certification, affirmation or warranty made
by the undersigned in this Final Affidavit, Waiver and Release of Liens and
Claims, and upon the request of Construction Manager, its sureties, the Owner
of the Project or its lenders, will undertake to defend such causes of action,
claims or lien filings at its sole cost and expense.


 


This Final Affidavit, Waiver and Release of Liens and Claims shall be
an independent covenant and shall operate and be effective with respect to work
and labor done and materials furnished under any supplemental contract or
contracts, whether oral or written for extra or additional work on the project
and for any further work done or materials furnished at any time with respect to
the project subsequent to the execution hereof.


 


 


	
  Date:

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  (Subcontractor - Full Corporate Name)

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  By:

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
  (Authorized Signature)

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Title:

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
  (Corporate Title)

  	
   

  	
   

  
									



 


	
  Subscribed and sworn before me

  this             
  day of                          ,

  200  .

  	
   

  
	
   

  	
   

  
	
   

  	
   

  
	
  Notary Public

  	
   

  
	
   

  	
   

  
	
  My Commission Expires:

  	
   

  
	
   

  	
   

  
	
   

  	
   

  



 


9






 










 


EXHIBIT
I


 


INSURANCE
REQUIREMENTS


 


CONSTRUCTION
MANAGER INSURANCE REQUIREMENTS


 


The Construction Manager shall procure and maintain in effect during
the term of this Agreement, insurance policies described in this Exhibit with
(i) responsible insurance companies authorized to do business in Maryland
(if so required by law or regulation) with (A) an A.M. Best’s Key Rating Guide
rating of A- or better, unless otherwise approved by the Owner or (B) a
Standard and Poor’s or Moody’s financial strength rating of A or A2,
respectively, or higher, unless otherwise approved by the Owner or (ii) other
companies acceptable to the Owner with limits and coverage provisions
sufficient to satisfy the requirements set forth below.  All policies shall be written on an occurrence
basis.  All insurance required by this Exhibit shall
be in form, amounts and with coverage and deductibles satisfactory to Owner, in
its sole discretion.  The Construction
Manager shall from time to time, but at intervals of not less than twelve (12)
months each, undertake all actions and due diligence as reasonably necessary to
determine whether the insurance coverage maintained pursuant to this Agreement
is in compliance with all of the requirements of this Exhibit, including any
increases in coverage required as a result of any change in applicable laws,
and if the Construction Manager determines that such insurance coverage does
not meet such requirements, it agrees to promptly cause such coverage to comply
with such requirements and to notify the Owner of the steps being taken by the
Construction Manager to do so.


 


Section 2.  Construction Manager Provided Insurance.  The Construction Manager shall provide the
following insurance:


 


1.1           Worker’s Compensation and
Employer’s Liability Insurance. 
Worker’s Compensation Insurance, which shall include Stop Gap, with a
minimum limit of the statutory limits for Part A and a
$100,000/$500,000/$1,000,000 minimum limit for employer liability.


 


1.2           Commercial General
Liability Insurance. 
Liability insurance on an occurrence basis against claims filed anywhere
in the world and occurring in the United States for the Construction Manager’s
and each subcontractor’s liability of any tier arising out of claims for bodily
injury, personal injury and property damage. 
Such insurance shall provide coverage for products-completed operations
(which coverage shall remain in effect for a period of at least five (5) years
following Final Completion of the Work), blanket contractual, broad form
property damage, personal injury insurance and independent contractors with a
$1,000,000 minimum limit per occurrence for combined bodily injury and property
damage.  A maximum deductible or self-insured
retention of $250,000 per occurrence shall be allowed.


 

















 


Such policy must be further endorsed to:


 


(a)   Provide personal liability
coverage including, but not limited to, false arrest, detention or imprisonment
or malicious prosecution; libel, slander or defamation of character, invasion
of privacy, wrongful eviction or wrongful entry, harassment of any kind and
discrimination.


 


(b)   Contingent Employer’s
liability coverage


 


(c)   Blanket contractual
liability coverage, including the liability assumed by the Construction Manager
under Paragraph 3.18 of the General Conditions;


 


(d)   Elevator and Hoist liability
coverage, as applicable.


 


(e)   Coverage for shoring,
blasting, excavating, underpinning, demolition, pile driving and caisson work,
work below ground surface, tunneling and grading, as applicable.


 


1.3           Automobile Liability Insurance. Automobile
liability insurance for the Construction Manager’s liability arising out of
claims for bodily injury and property damage covering all owned (if any),
leased (if any), non-owned and hired vehicles used in the performance of the
Construction Manager’s obligations under the Contract Documents with a
$1,000,000 minimum limit per accident for combined bodily injury and property
damage and containing appropriate no-fault insurance provisions wherever
applicable.  A maximum deductible or
self-insured retention of $1,000 per occurrence shall be allowed.


 


1.4           Umbrella or Excess Liability Insurance.  Umbrella or excess liability insurance on an
occurrence basis covering claims in excess of the underlying insurance
described in the foregoing Sections 1.1 and 1.3 with a $100,000,000 minimum
limit per occurrence, such insurance shall contain a provision that it will not
be more restrictive than the primary insurance; provided that aggregate limits
of liability, if any, shall apply separately to claims occurring with respect
to the Work.


 


Section 2.  Contractor Controlled Insurance Policy
(“CCIP”).  If
the Construction Manager requests, and the Owner approves, the Construction
Manager shall be entitled to provide insurance under a CCIP.  In such case, the Construction Manager shall
provide a CCIP with the following coverages:


 


2.1           On-Site  Worker’s
Compensation and Employer’s Liability Insurance.  Worker’s Compensation Insurance, which shall
include Stop Gap, with a minimum limit of the statutory limits for Part A
and a $100,000/$500,000/$1,000,000 minimum limit for employer liability.


 

















 


2.2           On-Site
Commercial General Liability
Insurance.  Liability
insurance on an occurrence basis against claims filed anywhere in the world and
occurring in the United States for the Construction Manager’s and each
subcontractor’s liability of any tier arising out of claims for bodily injury,
personal injury and property damage. 
Such insurance shall provide coverage for products-completed operations
(which coverage shall remain in effect for a period of at least five (5) years
following Final Completion of the Work), blanket contractual, broad form
property damage, personal injury insurance and independent contractors with a
$1,000,000 minimum limit per occurrence for combined bodily injury and property
damage.  A maximum deductible or self-insured
retention of $250,000 per occurrence shall be allowed.


 


Such policy must be further endorsed to:


 


(a)   Provide personal liability
coverage including, but not limited to, false arrest, detention or imprisonment
or malicious prosecution; libel, slander or defamation of character, invasion
of privacy, wrongful eviction or wrongful entry, harassment of any kind and
discrimination.


 


(b)   Contingent Employer’s
liability coverage


 


(c)   Blanket contractual
liability coverage, including the liability assumed by the Construction Manager
under Paragraph 3.18 of the General Conditions;


 


(d)   Elevator and Hoist liability
coverage, as applicable.


 


(e)   Coverage for shoring,
blasting, excavating, underpinning, demolition, pile driving and caisson work,
work below ground surface, tunneling and grading, as applicable.


 


2.3           On-Site  Automobile Liability Insurance.  Automobile liability insurance for the
Construction Manager’s liability arising out of claims for bodily injury and
property damage covering all owned (if any), leased (if any), non-owned and
hired vehicles used in the performance of the Construction Manager’s
obligations under the Contract Documents with a $1,000,000 minimum limit per
accident for combined bodily injury and property damage and containing
appropriate no-fault insurance provisions wherever applicable.  A maximum deductible or self-insured
retention of $1,000 per occurrence shall be allowed.


 


2.4           On-Site  Umbrella or Excess Liability Insurance.  Umbrella or excess liability insurance on an
occurrence basis covering claims in excess of the underlying insurance
described in the foregoing Sections 1.1 and 1.3 with a $100,000,000 minimum
limit per occurrence, such insurance shall contain a provision that it will not
be more restrictive than the primary insurance; provided that aggregate limits
of liability, if any, shall apply separately to claims occurring with respect
to the Work.


 

















 


The Construction Manager and each of its Subcontractors enrolled in the
CCIP (“Enrolled Subcontractors”) shall be named insureds under the CCIP.


 


2.5           Off-Site
Coverage


The following coverages, which coverages are not provided by the CCIP,
shall be provided by the Construction Manager as part of its existing corporate
insurance policies:


 


2.5.1        Off-Site  Worker’s
Compensation and Employer’s Liability Insurance.  Worker’s Compensation Insurance, which shall
include Stop Gap, with a minimum limit of the statutory limits for Part A
and a $100,000/$500,000/$1,000,000 minimum limit for employer liability.


 


2.5.2        Off-Site Commercial General Liability Insurance.  Liability insurance on an occurrence basis
against claims filed anywhere in the world and occurring in the United States
for the Construction Manager’s and each subcontractor’s liability of any tier
arising out of claims for bodily injury, personal injury and property
damage.  Such insurance shall provide
coverage for products-completed operations (which coverage shall remain in
effect for a period of at least five (5) years following Final Completion
of the Work), blanket contractual, broad form property damage, personal injury
insurance and independent contractors with a $1,000,000 minimum limit per
occurrence for combined bodily injury and property damage.  A maximum deductible or self-insured
retention of $250,000 per occurrence shall be allowed.


 


Such policy must be further endorsed to:


 


(a)   Provide personal liability
coverage including, but not limited to, false arrest, detention or imprisonment
or malicious prosecution; libel, slander or defamation of character, invasion
of privacy, wrongful eviction or wrongful entry, harassment of any kind and
discrimination.


 


(b)   Contingent Employer’s
liability coverage


 


(c)   Blanket contractual
liability coverage, including the liability assumed by the Construction Manager
under Paragraph 3.18 of the General Conditions;


 


(d)   Elevator and Hoist liability
coverage, as applicable.


 


(e)   Coverage for shoring,
blasting, excavating, underpinning, demolition, pile driving and caisson work,
work below ground surface, tunneling and grading, as applicable.


 


2.5.3        Off-Site  Automobile Liability Insurance.  Automobile liability insurance for the
Construction Manager’s liability arising out of claims for bodily injury and
property damage covering all owned (if any), leased (if any), non-owned and
hired vehicles used in the performance of the Construction Manager’s
obligations under the Contract 


 

















 


Documents with a $1,000,000 minimum limit per accident for combined
bodily injury and property damage and containing appropriate no-fault insurance
provisions wherever applicable.  A
maximum deductible or self-insured retention of $1,000 per occurrence shall be
allowed.


 


2.5.4        Off-Site  Umbrella or Excess Liability Insurance.  Umbrella or excess liability insurance on an
occurrence basis covering claims in excess of the underlying insurance
described in the foregoing Sections 2.1 and 2.3 with a $25,000,000 minimum
limit per occurrence, such insurance shall contain a provision that it will not
be more restrictive than the primary insurance; provided that aggregate limits
of liability, if any, shall apply separately to claims occurring with respect
to the Work.


 


Section 3.  Project Specific
Pollution Liability Insurance


 


Construction Manager shall provide broad form Project Specific
Pollution Liability Insurance which covers losses caused by pollution
conditions (including sudden and non-sudden pollution conditions) arising from
the services and operations of the Construction Manager and all Subcontractors.  Such policy (i) shall apply, without
limitation, to bodily injury, property damage (including loss of use of damaged
property or of property which has not been physically injured or destroyed) and
clean-up costs, (ii) shall provide coverage for pollution conditions which
arise from encountering pre-existing environmental conditions at the Project
Site, (iii) shall provide coverage for liability resulting from the
transportation of hazardous wastes, as well as liability relating to non-owned
disposal sites, (iv) shall be written with a combined single limit of
liability of not less than $5,000,000 for each occurrence and not less than
$5,000,000 aggregate; (v) shall provide coverage for mold conditions, if
such coverage is not provided by the Commercial General Liability Insurance
Policies referenced above, (vi) shall contain a deductible no greater than
$100,000, and (vi) shall contain a 5 year extended reporting period.


 


Section 4.  Subcontractors
Insurance Requirements.


 


4.1           Construction Manager
agrees that all Subcontractors will be required to obtain and maintain the
insurance required of the Construction Manager under Sections 1 or 2 hereof, as
applicable, except that the amount of general liability coverage and umbrella
liability coverage will be agreed upon by the Owner and the Construction
Manager on a case-by-case basis.  In the
event Owner approves a CCIP, those subcontractors not enrolled in the CCIP
shall be required to obtain and maintain the insurance described in Sections
2.1 through 2.4; such insurance shall apply to all on-site and off-site
activities and shall be in amounts agreed upon by the Owner and the
Construction Manager on a case-by-case basis.


 


4.2           Construction Manager
agrees that it will promptly advise Owner in the event that any subcontractor
which it wishes to retain is unable to obtain such requisite insurance
coverages; Construction Manager will obtain Owner’s prior written approval of
any 


 

















 


deviations in such insurance coverages prior to entering into a
subcontract with such subcontractor.


 


4.3           The form of
insurance certificate to be provided by subcontractors is attached to this Exhibit I
as Annex 1.


 


Section 5.  Terms and
Conditions.


 


5.1           Endorsements.  Each
liability policy required to be maintained under Sections 1, 2 and 3 hereunder
shall be endorsed as follows:


 


(a)   Name Owner, Wachovia
Development Corporation (the “Lessor”), all Financing Parties (as defined in Section 5.3.2
below), the Project Manager and each of their respective affiliates,
subsidiaries, parent corporations, directors, members, partners, officers,
shareholders, employees and agents as additional insureds.


 


(b)   Stipulate that such
insurance is primary and is not contributing with, any other insurance carried
by, or for the benefit of the additional insureds.


 


(c)   Contain cross liability and
severability of interest endorsements, or a separation of insureds provision
acceptable to the Owner.


 


(d)   Stipulate that such policy
will not be invalidated with respect to the rights of any additional insured
should the Construction Manager or any subcontractor, as the case may be, have
waived any or all rights of recovery against any party for losses covered by
such policy or due to any breach of warranty, fraud, action , inaction or
misrepresentation by the Construction Manager or any person acting on behalf of
the Construction Manager.


 


5.2           Waiver
of Subrogation.  The Construction
Manager hereby waives any and every claim for recovery from the Lessor and the
Owner for any and all loss or damage covered by any of the insurance policies
to be maintained under this Agreement to the extent that such loss or damage is
recovered under any such policy. 
Inasmuch as the foregoing waiver will preclude the assignment of any
such claim to the extent of such recovery, by subrogation (or otherwise), to an
insurance company (or other person), the Construction Manager shall give
written notice of the terms of such waiver to each insurance company which has
issued, or which may issue in the future, any such policy of insurance (if such
notice is required by the insurance policy) and shall cause each such insurance
policy to be properly endorsed by the issuer thereof to, or to otherwise
contain one or more provisions that, prevent the invalidation of the insurance
coverage provided thereby by reason of such waiver.


 

















 


5.3           Conditions:


 


(1)           Loss Notification:  The Construction Manager shall promptly
notify the Owner of any single loss or event likely to give rise to a claim
against an insurer for an amount in excess of $1,000,000 covered by any
insurance maintained pursuant to this Agreement.


 


(2)           Policy Cancellation and Change: All
policies of insurance required to be maintained pursuant to Sections 1, 2 or 3
shall be endorsed so that if at any time should they be canceled, or coverage
be reduced (by any party including the insured) which affects the interests of
the Owner, the Lessor or any entity providing financing for the Project (a
“Financing Party”) such cancellation or reduction shall not be effective as to
the Owner, the Lessor or any Financing Party for 60 days, except for
non-payment of premium which shall be for 10 days, after receipt by the Owner
and the Lessor of written notice from such insurer of such cancellation or
reduction.


 


(3)           Separation of Interests: All policies
(other than in respect to liability or workers compensation insurance) shall
insure the interests of the Owner and the Lessor regardless of any breach or
violation by the Construction Manager or any other party of warranties,
declarations or conditions contained in such policies, any action or inaction
of the Construction Manager or others.


 


(4)           Acceptable Policy Terms and
Conditions: All policies of insurance required to be maintained pursuant to
this Agreement shall contain terms and conditions acceptable to the Owner and
the Lessor, in their reasonable discretion.


 


(5)           Waiver of Subrogation: All policies
of insurance to be maintained by the provisions of this Agreement shall provide
for waivers of subrogation in favor of the Owner and the Lessor.


 


5.4           Evidence
of Insurance.   Within
thirty (30) days after execution of the Agreement, and at least 10 days prior
to each policy anniversary, the Construction Manager shall furnish the Owner
and the Lessor with (1) certificates of insurance or binders, in a form
acceptable to the Owner and the Lessor, evidencing all of the insurance
required by the provisions of this Agreement and (2) a schedule of the
insurance policies held by or for the benefit of the Construction Manager and
required to be in force by the provisions of this Agreement.  Such certificates of insurance/binders shall
be executed by each insurer or by an authorized representative of each insurer
where it is not practical for such insurer to execute the certificate itself.  Such certificates of insurance/binders shall
identify underwriters, the type of insurance, the insurance limits and the
policy term and shall specifically list the special provisions enumerated for
such insurance required by this Agreement. 
Upon request, the Construction Manager will promptly furnish the Owner
and its lender with copies of all insurance policies, binders and cover notes
or other evidence of such insurance relating to the insurance required to be
maintained by the Construction Manager.  The
schedule of insurance shall include the name of the insurance company, policy
number, type of insurance, major limits of liability and expiration date of the
insurance policies.


 

















 


5.5           Reports.   Concurrently with the furnishing of the
certification referred to in Section 4.4, the Construction Manager shall
furnish the Owner and the Lessor with a report of an independent broker, signed
by an officer of the broker, stating that in the opinion of such broker, the
insurance then carried or to be renewed is in accordance with the terms of this
Agreement and attaching an updated copy of the schedule of insurance required
by Section 4.4 above.  In addition
the Construction Manager will advise the Owner and the Lessor in writing
promptly of any default in the payment of any premium and of any other act or
omission on the part of the Construction Manager which may invalidate or render
unenforceable, in whole or in part, any insurance being maintained by the
Construction Manager pursuant to this Agreement.


 


5.6           No
Duty of Agent to Verify or Review.   No provision of this Agreement shall impose
on the Owner, the Lessor, or any Financing Party any duty or obligation to
verify the existence or adequacy of the insurance coverage maintained by the
Construction Manager, nor shall any of the foregoing parties be responsible for
any representations or warranties made by or on behalf of the Construction
Manager to any insurance company or underwriter. Any failure on the part of any
of the foregoing parties to pursue or obtain the evidence of insurance required
by this Agreement from the Construction Manager and/or failure of any of the
foregoing parties to point out any non-compliance of such evidence of insurance
shall not constitute a waiver of any of the insurance requirements in this
Agreement.


 


5.7           Certificates.   All certificates and policies of
insurance and all notices required pursuant to this Exhibit must be sent
to the attention of:


 


Avi Halpert


United
Therapeutics Corporation


1110 Spring
Street


Silver Spring,
Maryland 20910


 


5.8           No Limitation.  The insurance provisions of this Agreement
shall not be construed as a limitation on the Construction Manager’s
responsibilities and liabilities pursuant to the terms and conditions of this
Agreement including, but not limited to, liability for claims in excess of the
insurance limits and coverages set forth herein.


 


Section 6.  Subguard Insurance


 


If approved in
writing in advance by Owner, instead of requiring Subcontractors to provide
payment and performance bonds, Construction Manager may provide Subcontractor Default
Insurance (“SDI”) ( the “Subguard Insurance”) to cover its
Subcontractors’ Work and performance on this Project.  Construction Manager shall provide an
“Owner’s Assignment Endorsement” naming the Owner as an additional insured, and
this Endorsement shall become part of the Subguard Insurance policy.  Such endorsement shall provide that the SDI
is assignable only in the event of the insolvency of the Construction
Manager.  Construction Manager also shall
provide a “Lender’s Endorsement” naming the Lessor and any Financing Party as
an additional insured, and 


 

















 


this Endorsement shall
become part of the Subguard Insurance policy. 
If a Subcontractor is not elegible to be covered under the Subguard
Insurance, such Subcontractor shall provide 100% performance and payment bonds.
Construction Manager warrants and represents that no Subcontractor used to
perform any part of the Work will be omitted or excluded from coverage under
the Subguard Insurance (except as noted above) and that the Subguard Insurance
shall apply to all Losses under that policy except as excluded by Exclusions F
(nuclear radiation), G (war), and H (terrorism) thereof.  (For bonded Subcontractors, the Construction
Manager and the Owner shall be named as obligees under the bonds, and the cost
of such bonds shall not increase the GMP.) 
The existence of the Subguard Insurance does not limit the liability of
the Construction Manager under the Contract Documents.  Construction Manager shall give the Owner
notice of any default by a Subcontractor or Supplier in connection with this
Project on which that Subcontractor or Supplier holds a contract with the
Construction Manager, and Construction Manager shall keep Owner fully apprised
of the amount and status of any claims made under the Subguard Insurance policy
that may diminish the limits available to this Project.  Premiums associated with the Subguard
Insurance are included in the GMP, and any additional premium shall not be paid
as a Cost of the Work, unless such additional premium amount is a direct result
of a Change Order for which the Owner is responsible.”


 


OWNER
INSURANCE REQUIREMENTS


 


The Owner shall provide the following insurance coverage:


 


Builder’s
Risk Insurance. From commencement of construction
until Substantial Completion of the Work, the Owner shall provide Builder’s
Risk insurance covering property damage on an “all risk” basis insuring the
Construction Manager and the Owner, as their interests may appear, and naming
the Lessor and the Owner as loss payees, 
including coverage for the perils of earth movement (including but not
limited to earthquake, landslide, subsidence and volcanic eruption), wind,
flood, terrorist acts, if commercially available for similar operations in the
mid-Atlantic region of the United States, at commercially reasonable cost, a
boiler and machinery accidents.


 


(A)     Property Covered: The builder’s risk
insurance shall provide coverage for (i) the buildings, all fixtures,
materials, supplies, machinery and equipment of every kind to be used in, or
incidental to, the construction, (ii) new underground works, sidewalks,
paving, site works and excavation works and landscaping, (iii) the Work, (iv) property
of others in the care, custody or control of the Construction Manager or of a
Subcontractor , (v) all preliminary works and temporary works, (vi) foundations
and other property below the surface of the ground, and (vii) electronic
equipment and media.


 


(B)     Additional Coverages: The builder’s risk
policy shall insure (i) the cost of preventive measures to reduce or
prevent a loss, (ii) inland transit with sub-limits sufficient to insure
the largest single shipment to or from the Project site from anywhere within
the United States or Canada, (iii) attorney’s fees, engineering and other
consulting costs, and permit fees directly incurred in order to repair or
replace damaged insured 


 

















 


property, iv)
expediting expenses, (v) off-site storage with sub-limits sufficient to
insure the full replacement value of any property or equipment not stored on
the Project site, (vi) the removal of debris, and (vii) demolition
and increased costs of construction due to the operation of building laws or
ordinances in an amount not less than $5,000,000.


 


(C)     Special Clauses: The builder’s risk policy
shall include (i) a 72 hour flood/storm/earthquake clause, (ii) an
unintentional errors and omissions clause, (iii) a requirement that the
insurer pay losses within 30 days after receipt of an acceptable proof of loss
or partial proof of loss, (iv) an other insurance clause making this
insurance primary over any other insurance (except any such builder’s risk
policy placed and maintained by the Lessor which covers the Property) and (v) a
clause stating that the policy shall not be subject to cancellation by the
insurer except for non-payment of premium, fraud or material misrepresentation.


 


(D)     Prohibited Exclusions:  The builder’s risk policy shall not contain
any (i) coinsurance provisions, or (ii) exclusion for loss or damage
resulting from freezing or mechanical breakdown.


 


(E)     Sum Insured: The builder’s risk policy
shall (i) be on a completed value form, with no periodic reporting
requirements, (ii) insure 100% of the replacement value of the
Improvements (except with respect to flood and earthquake, in each case, the
policy shall be in an amount not less than $10,000,000), and (iii) value
losses at replacement cost, without deduction for physical depreciation or
obsolescence including custom duties, taxes and fees (if rebuilt or repaired).


 


(F)     Deductible: The builder’s risk insurance
shall have no deductible greater than $50,000 per occurrence for all coverage.


 


(G)     Payment of Loss Proceeds: The Builder’s
Risk policy shall provide that the proceeds of such policy shall be payable
solely to the Lessor and the Owner.


 


(H)     Loss Adjustment and Settlement: A loss
under the Builder’s Risk policy shall be adjusted with the insurance companies,
including the filing in a timely manner of appropriate proceedings, by the
Construction Manager, subject to the approval of the Owner and the Lessor if
such loss is in excess of $1,000,000.  In
addition the Construction Manager may in its reasonable judgment consent to the
settlement of any loss, provided that in the event that the amount of the loss
exceeds $1,000,000 the terms of such settlement is concurred with by the Owner
and the Lessor.


 


(I)     Miscellaneous Policy Provisions: The
Builder’s Risk policy shall (i) not include any annual or term aggregate
limits of liability except as regards the insurance applicable to the perils of
flood and earth movement and pollutant clean up of land and water at the Land
(project site), (ii) shall not include coverage for mold conditions, and (iii) include
a clause requiring the insurer to make final payment on any claim within 30
days after the submission of proof of loss and its acceptance by the insurer.


 

















 


EXHIBIT J


 


OTHER REQUIREMENTS


 


Construction Manager agrees to comply with the provisions of the
following agreements; to the extent the provisions thereof were included in the
Agreement:


 


1.     Right of Entry Agreement
and all Amendments dated TBD between United Therapeutics and Montgomery County
for access to parking garage #21


2.     Montgomery County Special
Inspections (Formerly Complex structures) agreement for the foundation


3.     Montgomery County Special
Inspections (Formerly Complex structures) agreement for the building


4.     WSSC bond agreements for
storm water and sewer connections


5.     WSSC Service Connection
permits


6.     Montgomery County Right of
Way agreement, Declaration of Easements dated June 24, 2004


7.     Storm Water Management
Inspection and maintenance agreement


8.     Storm Water Management
Easement and Right of Way agreement


9.     Sediment Control Permit
#231853, when issued


10.   Air and Radiation Management
Administration Permit to Construct, when issued


11.   MDE/WMA Storm water
Discharge Permit


12.   Wachovia Financial
Agreements


13.   Parking Garage Design Criteria Montgomery
County Government Department of Public Works and Transportation Division of
Traffic and Parking Services REVISED: October 2000


14.   United Therapeutics
Monitoring Plan for parking garage dated xxxxxx


15.   Preliminary Geotechnical
Engineering Report: Schnabel Engineering


16.   Phase I Geotechnical
Engineering Report: Schnabel Engineering dated April 6, 2004


17.   Phase II Geotechnical
Engineering Report: Schnabel Engineering dated May 2, 2007


18.   Phase II Monthly Water Level
Reading Reports dated May 2, 2007, June, 28, 2007, August 6, 2007,
etc.


19.   Phase I Environmental Site
Assessment; Spring and Cameron Streets Parking Lot: Schnabel Engineering


20.   Traffic Impact Study:
Kimley-Horn and Associates, Inc. dated May 2004


21.   Not Used


22.   Not Used


23.   IPS Fill-Finish Concept
Report for Sterile Finishing Facility dated June 1, 2007.


24.   As Built Drawings and
specifications, construction progress photos and Zahedian Sheeting and Shoring
Permit Drawings from construction of 1040 Spring Street Phase I building.
(Transmitted under separate cover.)


25.   Montgomery County DPW&T
Garage #21 1967 Ramp Engineering Associates and Bagley-Soule &
Associates drawings. (Transmitted under separate cover.)


26.   Montgomery County DPW&T
Garage #21 2007 SK&A and KE Renovation 90% Coordination Set (Transmitted
under separate cover.)


27.   PHR+A United Therapeutics
Garage Location Survey dated 11/08/04


 

















 


28.   MHG ALTA/ACSM Land Title
Survey for United Therapeutics Addition to Silver Spring dated May 2006


29.   PHR+A Existing Conditions
Survey dated 1/18/05


 


2














 


EXHIBIT K


 


FORMS OF CONSTRUCTION MANAGER’S SUBCONTRACT
AND PURCHASE ORDER


 


[Construction Manager to furnish forms
incorporating changes as agreed to in accordance with the attached Insertions]


 

















 


Document A121TMCMc – 2003


 


Amendment
No. 1


 


AMENDMENT NO. 1


TO AGREEMENT
BETWEEN OWNER AND CONSTRUCTION MANAGER


 


Pursuant
to Section 2.2 of the Agreement between Owner and Construction Manager
(and all exhibits thereto) dated February 15, 2007 between United
Therapeutics Corporation (“Owner”) and The Whiting-Turner Contracting Company
(“the Construction Manager”) (the “Contract”) for the Project (as defined in
the Contract), the Owner and Construction Manager establish a Guaranteed
Maximum Price and Contract Time for the Work as set forth below. All terms not
defined herein shall be as defined in the Contract. All terms and conditions of
the Contract not modified by this Amendment shall remain in full force and
effect.


 


ARTICLE I  GUARANTEED
MAXIMUM PRICE


The
Construction Manager’s Guaranteed Maximum Price for the Work, including (a) the
estimated Cost of the Work as defined in Article 6 of the Agreement
portion of the Contract, (b) the Construction Manager’s Fee as defined in Article 5
of the Agreement portion of the Contract, and (c) the Preconstruction
Services compensation (as described in Exhibit G attached to the Agreement
portion of the Contract), is Sixty One Million Two Hundred Sixty Five Thousand
Six Hundred Seventy Six Dollars ($61,265,676) (the “GMP”). The GMP is for the
performance of the Work (including the preconstruction services) in accordance
with the Contract Documents and the documents listed and attached to this
Amendment and marked Attachments A through C, as follows:


 


(Paragraphs deleted)


	
  Attachment
  A

  	
  GMP
  Proposal Dated 10/14/08

  
	
  Attachment
  B

  	
  Notes Qualifications & Assumptions dated 10/14/08

  
	
  Attachment
  C

  	
  Project Schedule UT-04 dated 5/28/08.

  



 


(Paragraphs deleted)


It
is understood and agreed that the following portions of the Contract have been
superseded by this Amendment:


 


	
  1.

  	
   

  	
  Exhibit A:
  Items 3, 4 & 5

  
	
  2.

  	
   

  	
  Exhibit C:
  Equipment Matrix

  
	
  3.

  	
   

  	
  Exhibit E:
  Project Schedule

  
	
  4.

  	
   

  	
  Exhibit G:
  GMP (Control Budget & Associated NQA’s only).

  



 


ADDITIONS AND DELETIONS:


The
author of this document has added information needed for its completion. The
author may also have revised the text of the original AIA standard form. An Additions and Deletions Report that notes
added information as well as revisions to the standard form text is available
from the author and should be reviewed. A vertical line in the left margin of
this document indicates where the author has added necessary information and
where the author has added to or deleted from the original AIA text.


 


This
document has important legal consequences. Consultation with an attorney is
encouraged with respect to its completion or modification.


 


	
  Init.

   

  /

  	
   

  	
  AIA Document A121TMCMc – 2003 Amendment No. 1. Copyright © 1991, 1998 and 2003 by The American
  Institute of Architects and The Associated General Contractors of America. All rights reserved. WARNING: This document is
  protected by U.S. Copyright Law and International Treaties. Unauthorized
  reproduction or distribution of this document, or any portion of it, may
  result in severe civil and criminal penalties, and will be prosecuted to the
  maximum extent possible under the law. This document was produced
  by AIA software at 16:29:14 on 11/11/2008 under Order No.1000355478_1 which
  expires on 5/7/2009, and is not for resale.

  
	 
	
   

  	
  User Notes:

  	
  (1086662221)

  
					



 


1

















 


ARTICLE II  CONTRACT
TIME


The
date of Substantial Completion of the Work established by this Amendment is November 16,
2009.


 


 


	
  OWNER: United Therapeutics

  Corporation

  	
   

  	
  CONSTRUCTION MANAGER: The

  Whiting-Turner Contracting Company

  
	
  (Row deleted)

  	
   

  	
   

  
	
   

  	
   

  	
   

  
	
  /s/ John M. Ferrari

  	
   

  	
  /s/ Timothy J. Regan

  
	
  (Signature)

  	
   

  	
  (Signature)

  
	
   

  	
   

  	
   

  
	
  John M. Ferrari, CFO

  	
   

  	
  Timothy J. Regan, Senior Vice President

  
	
  (Printed name and title)

  	
   

  	
  (Printed name and title)

  
	
   

  	
   

  	
   

  
	
  11/21/08

  	
   

  	
  11/14/08

  
	
  Date

  	
   

  	
  Date

  
	
   

  	
   

  	
   

  
	
  /s/ Avi Halpert

  	
   

  	
  /s/ Jonathan Hess

  
	
  ATTEST

  	
   

  	
  ATTEST

  



 


	
  Init.

   

  /

  	
   

  	
  AIA
  Document A121TMCMc – 2003 Amendment
  No. 1. Copyright © 1991,
  1998 and 2003 by The American Institute of Architects and The Associated
  General Contractors of America. All rights
  reserved. WARNING: This document is protected by U.S. Copyright Law and
  International Treaties. Unauthorized reproduction or distribution of this
  document, or any portion of it, may result in severe civil and criminal
  penalties, and will be prosecuted to the maximum extent possible under the
  law. This document was produced by AIA software at 16:29:14 on
  11/11/2008 under Order No.1000355478_1 which expires on 5/7/2009, and is not
  for resale.

  
	 
	
   

  	
  User Notes:

  	
  (1086662221)

  
					



 


2














 


ATTACHMENT A


 


GMP Proposal Dated 10/14/08


 


















 


	
   

  	
   

  	
  UT-Phase IIA Office Building and Laboratory Extension

  
	
  

  	
   

  	
  10/14/08 revised GMP

  
	
   

  	
   

  
	
   

  	
  United Therapeutics Corp.

  
	
   

  	
  1040 Spring St., Silver Spring, MD

  
	
   

  	
   

  
	
   

  	
  WT VP : Jonathan Hess

  
	
   

  	
  Architect: Schick Goldstein Architects

  Document Set: Phase IIA 100% CD, Addenda #12-16

  



 


	
   

  	
   

  	
  DIVISION of WORK

  	
   

  	
   

  	
   

  	
  GMP Value

  	
   

  	
  Comments

  
	
  1

  	
   

  	
  General Requirements

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  2

  	
   

  	
  Site work

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  3

  	
   

  	
  Concrete

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  4

  	
   

  	
  Masonry

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  5

  	
   

  	
  Steel & Metals

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  6

  	
   

  	
  Wood & Plastics

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  7

  	
   

  	
  Thermal & Moisture
  Protection

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  8

  	
   

  	
  Doors & Windows

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  Finishes

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  10

  	
   

  	
  Specialties

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  11

  	
   

  	
  Equipment

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  12

  	
   

  	
  Furnishings

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Special Construction

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  14

  	
   

  	
  Conveying Systems

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Mechanical

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Electrical

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  Phase 1 Modifications for
  Temporary Access

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  18

  	
   

  	
  WT Fill Finish Equipment
  Allowance

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  See Exhibit D

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  SUBTOTAL SUBCONTRACTOR COSTS

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Design Contingency

  	
   

  	
  0.00

  	
  %

  	
  $

  	
  —

  	
   

  	
  Excluded, carried by owner

  
	
   

  	
   

  	
  Construction Contingency

  	
   

  	
  [***]

  	
  %

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  Remaining
  Allowances/Addenda 12-16

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Biowall Excluded (Other
  than Noted in Div 22)

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  TOTAL SUBCONTRACTOR COSTS

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  General Conditions

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  GC Bond

  	
   

  	
  0.00

  	
  %

  	
  $

  	
  —

  	
   

  	
  Excluded

  
	
   

  	
   

  	
  GC Liability Insurance

  	
   

  	
  [***]

  	
  %

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  GC Fee

  	
   

  	
  [***]

  	
  %

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  Direct Hire Process Piping
  Fee

  	
   

  	
  [***]

  	
  %

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  Direct Hire Structural
  Steel Fee

  	
   

  	
  [***]

  	
  %

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  Preconstruction
  April 2007 - September 2007

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  TOTAL WHITING-TURNER GMP

  	
   

  	
   

  	
   

  	
  $

  	
  61,265,676

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Owner Contingency

  	
   

  	
  0.00

  	
  %

  	
   

  	
   

  	
  TBD By United Therapeutics

  
	
   

  	
   

  	
  Builder’s Risk Insurance

  	
   

  	
  0.00

  	
  %

  	
   

  	
   

  	
  TBD By United Therapeutics

  
	
   

  	
   

  	
  UT Fill Finish Equipment
  Allowance

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Held by UT - See
  Exhibit D

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  TOTAL ESTIMATED PROJECT COSTS

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  



 

















 


 THE WHITING-TURNER CONTRACTING COMPANY


 


United
Therapeutics Phase 2A


10/14/08 revised GMP


Base
Building Detail


 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  1   GENERAL
  REQUIREMENTS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Temporary Facilities

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Misc. Tools &
  Supplies

  	
   

  	
  23

  	
   

  	
  mo

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Temp. Road Install
  (Labor & Material)

  	
   

  	
  0

  	
   

  	
  ea

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  By Subs if Req’d

  
	
  1

  	
   

  	
  Temp. Road Maintenance

  	
   

  	
  0

  	
   

  	
  mo

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  By Subs if Req’d

  
	
  1

  	
   

  	
  Building Permit

  	
   

  	
  0

  	
   

  	
  ea

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  By Owner

  
	
  1

  	
   

  	
  MEP Permit Fees

  	
   

  	
  0

  	
   

  	
  ea

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  1

  	
   

  	
  WSSC SDC’s

  	
   

  	
  0

  	
   

  	
  ea

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  By Owner

  
	
  1

  	
   

  	
  Expediting Bldg Permit

  	
   

  	
  0

  	
   

  	
  ea

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  By Owner

  
	
  1

  	
   

  	
  Weather Protection Labor

  	
   

  	
  17

  	
   

  	
  wk

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Weather Protection
  Materials

  	
   

  	
  17

  	
   

  	
  wk

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Special Scaffolding/Shoring

  	
   

  	
  0

  	
   

  	
  mo

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  By Subs if Req’d

  
	
  1

  	
   

  	
  Cameron Street Lane Closure

  	
   

  	
  520

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Traffic Control Plan Labor

  	
   

  	
  10

  	
   

  	
  wks

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  MC/Comcast Phased Plan

  
	
  1

  	
   

  	
  Traffic Control Plan
  Materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  MC/Comcast Phased Plan

  
	
   

  	
   

  	
  Temporary Utilities

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Temp. Heat

  	
   

  	
  36

  	
   

  	
  rntl.
  mo.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  For temp heater rentals
  only. Consumption costs by owner

  
	
  1

  	
   

  	
  Tenting Building Prior to
  Dry In

  	
   

  	
  30,120

  	
   

  	
  SF

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Temp. Light &
  Power (Consumption)

  	
   

  	
  0

  	
   

  	
  mo

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  By Owner

  
	
  1

  	
   

  	
  Temp. Plumbing
  (Consumption)

  	
   

  	
  0

  	
   

  	
  mo

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  By Owner

  
	
  1

  	
   

  	
  Start up & Comm.
  Util. Consumption

  	
   

  	
  0

  	
   

  	
  mo

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  By Owner

  
	
  1

  	
   

  	
  Natural Gas (Consumption)

  	
   

  	
  0

  	
   

  	
  mo

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  By Owner

  
	
  1

  	
   

  	
  Water Meter - Hydrant
  3"

  	
   

  	
  4

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $ [***] / 6 mo. To WSSC

  
	
  1

  	
   

  	
  Rental Toilets / Trailer
  Plumbing

  	
   

  	
  24

  	
   

  	
  mo

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Hoist Facilities

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Material / Personal
  Hoist & Scaffold

  	
   

  	
  9

  	
   

  	
  mo

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Temporary Elevators

  	
   

  	
  0

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in sub cost

  
	
  1

  	
   

  	
  Cranes

  	
   

  	
  0

  	
   

  	
  mo

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in sub cost

  
	
  1

  	
   

  	
  Scissor Lifts

  	
   

  	
  0

  	
   

  	
  mo

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in sub cost

  
	
  1

  	
   

  	
  Hoist Operator

  	
   

  	
  1560

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Operator for Elevator

  	
   

  	
  0

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in sub cost

  
	
  1

  	
   

  	
  Jobsite Signs

  	
   

  	
  10

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Job Radios &
  Chargers

  	
   

  	
  10

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  including maintenance

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Protection &
  Safety

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Safety Labor

  	
   

  	
  2080

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  2 Carpenters for 6 Months

  
	
  1

  	
   

  	
  Safety Materials

  	
   

  	
  104

  	
   

  	
  wk

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Safety Incentive

  	
   

  	
  110

  	
   

  	
  wk

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Plant visits QC Inspections
  Travel

  	
   

  	
  5

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Topping Out Ceremony

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Fire Extinguishers

  	
   

  	
  24

  	
   

  	
  mo

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  First Aid

  	
   

  	
  24

  	
   

  	
  mo

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Covered Walkway @ Spring:
  Labor

  	
   

  	
  540

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  2 weeks install/ 1 wk
  remove

  
	
  1

  	
   

  	
  Covered Walkway @ Spring:
  Materials

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Covered Walkway @ Ph 1
  Labor

  	
   

  	
  180

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  



 


2

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  1

  	
   

  	
  Covered Walkway @ Ph 1
  Material

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Site Fencing

  	
   

  	
  0

  	
   

  	
  lf

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in sub cost

  
	
  1

  	
   

  	
  Protection of Finishes -
  Materials

  	
   

  	
  99750

  	
   

  	
  SF

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Wall and Floor Material
  Only

  
	
  1

  	
   

  	
  Protection of Finishes -
  Labor

  	
   

  	
  2080

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  2 Carpenters for 6 Months

  
	
  1

  	
   

  	
  Watchman/Security Control

  	
   

  	
  0

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in sub cost

  
	
  1

  	
   

  	
  Flagmen/Traffic Control -
  Gen. Labor

  	
   

  	
  3120

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  1 labor for 1.5 years

  
	
  1

  	
   

  	
  Traffic Control - Consumable
  Mat’ls

  	
   

  	
  78

  	
   

  	
  wk

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Fire Watch (off hours)

  	
   

  	
  1040

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Protect Existing Garage

  	
   

  	
  105

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Pest Control

  	
   

  	
  18

  	
   

  	
  Mo

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Carpenter Truck for Job

  	
   

  	
  78

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  Cleaning

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Cleaning Labor (Foreman
  Only)

  	
   

  	
  3120

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  1 labor foreman 1.5 years

  
	
  1

  	
   

  	
  Composite Cleaning
  Participation

  	
   

  	
  3120

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  1 laborer for 1.5 years

  
	
  1

  	
   

  	
  Cleaning Materials

  	
   

  	
  24

  	
   

  	
  mo

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Front end Loader/Forklift

  	
   

  	
  0

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  By Subs if Req’d

  
	
  1

  	
   

  	
  Trash Chute

  	
   

  	
  12

  	
   

  	
  mo

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Rubbish Removal

  	
   

  	
  260

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  1

  	
   

  	
  Site Cleaning

  	
   

  	
  0

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in sub cost

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total General Requirements

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  2   SITE
  WORK

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Earthwork

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  02C

  	
   

  	
  Survey/ Grades/ Layout

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL #4 to MHG

  
	
  02A

  	
   

  	
  Erosion and Sediment
  Control - Install

  	
   

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  2

  	
   

  	
  Erosion and Sediment
  Control - Maintenance

  	
   

  	
  18

  	
   

  	
  mths

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  2

  	
   

  	
  Erosion and Sediment
  Control - Removal

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  2

  	
   

  	
  Site Fencing / Access Gates

  	
   

  	
  500

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  2

  	
   

  	
  Covered Walkway Materials

  	
   

  	
  —

  	
   

  	
  ls

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  2

  	
   

  	
  Carpenters for Covered
  Walkway

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  2

  	
   

  	
  Maintain/Relocate Covered
  Walkway

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  2

  	
   

  	
  Replacement material for
  Relocated Covered Walkway

  	
   

  	
  —

  	
   

  	
  LS

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  02A

  	
   

  	
  Temporary Access Road
  Install and Remove

  	
   

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  2

  	
   

  	
  Temporary Access Road
  Maintenance / Relocations

  	
   

  	
  10

  	
   

  	
  months

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  Dust Control/ Truck
  Cleaning

  	
   

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
   

  	
   

  	
   

  
	
  2

  	
   

  	
  Flagmen

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  2

  	
   

  	
  Traffic Control

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  2

  	
   

  	
  Traffic Barrels

  	
   

  	
  —

  	
   

  	
  ea

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  2

  	
   

  	
  Signage and Wind-masters

  	
   

  	
  —

  	
   

  	
  ea

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  2

  	
   

  	
  Labor to Control Sign and
  Barrels

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  2

  	
   

  	
  Preconstruction Damage
  Survey

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Provided By Owner

  
	
  2

  	
   

  	
  Division Final Cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  02A

  	
   

  	
  Clear Site

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02A

  	
   

  	
  Bulk Cut

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL #5 -AccuBid

  
	
  2

  	
   

  	
  Bond for Earthwork

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  



 


3

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  02A

  	
   

  	
  Bulk Fill

  	
   

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02B

  	
   

  	
  Shoring and Underpinning
  Subcontract

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL#01 - Superior

  
	
  02B

  	
   

  	
  Existing Garage Caisson
  Repairs

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  PCO #12

  
	
  2

  	
   

  	
  Cost of Shoring Work
  Remaining

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  PCO #10

  
	
  02B

  	
   

  	
  100% CD’s

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  PCO #06-04

  
	
  02A

  	
   

  	
  Fine Grade

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  2

  	
   

  	
  Remove Hazardous Materials

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  None Included

  
	
  2

  	
   

  	
  Rock Excavation

  	
   

  	
  24

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  2

  	
   

  	
  Dewatering / Permanent
  Pumping/Maintenance

  	
   

  	
  6

  	
   

  	
  mths

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Incl piping, fitters, pumps
  + O&P + $[***] maintenance

  
	
  02A

  	
   

  	
  Haul Spoils for Caissons,
  Grade Beams, and Pits

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Site
  Utilities

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  02A

  	
   

  	
  Storm Repair EX-10 and
  Remove EX-17

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL#6 - Accubid

  
	
  2

  	
   

  	
  Clean & Maintain
  Sediment Tank

  	
   

  	
  3

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  PCO #11

  
	
  02A

  	
   

  	
  Credit for Water Line
  Relocation not required. Includes RWST, and accessories

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
  $

  	
  ([***]

  	
  )

  	
  PCO #02

  
	
   

  	
   

  	
  Storm Structures

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  Existing Garage Drain
  Support

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Carried in 15A

  
	
  02A

  	
   

  	
  8" Sanitary Piping -
  Cast Iron

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Sanitary Manholes

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  Water Feature Supply Line
  and Back-Flow Prevention

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  ARL #15

  
	
  02A

  	
   

  	
  Reroute 8" Existing Water Line

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  See Credit Above

  
	
  02A

  	
   

  	
  Test Pit and Patch Street

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02A

  	
   

  	
  Thrust Blocks

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02A

  	
   

  	
  Fire Hydrant Rework

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Reroute Existing Natural
  Gas

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Telecomm/Data Ductbank
  (Conduits)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02A

  	
   

  	
  Site Lighting and Power for
  Water Feature

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Concrete Electrical
  Transformer Vault

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Below in 16D

  
	
   

  	
   

  	
  Rig and Set Transformer
  Vault

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Below in 16D

  
	
  2

  	
   

  	
  Site Primary Distribution -
  Power Ductbank

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Below in 16D

  
	
  02A

  	
   

  	
  Remove Existing Gas, Water,
  and Storm

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02A

  	
   

  	
  Excavation and Backfill -
  Site Utilities

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  2

  	
   

  	
  Flagmen

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  2

  	
   

  	
  Traffic Control

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  2

  	
   

  	
  Core Drill, Link Seal and
  Waterproofing for Penetrations

  	
   

  	
  2

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16D

  	
   

  	
  Montgomery County/Comcast
  Utils.

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  MC / Comcast Work in excess
  of $[***]K allow in ARL # 14

  
	
  16

  	
   

  	
  Layout/Offsets/Util
  Loc./Expediting

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  For MC / Comcast Work

  
	
  16

  	
   

  	
  Milling and Paving for MC /
  Comcast

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Only have 3' patch infill

  
																



 


4

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  16

  	
   

  	
  Landscaping for MC /
  Comcast

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Striping for MC / Comcast

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Sidewalk Repair

  	
   

  	
  3,975

  	
   

  	
  SF

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Only have 3' patch infill

  
	
  16

  	
   

  	
  Apron Repair

  	
   

  	
  1,250

  	
   

  	
  SF

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Only have 10’ patch infill

  
	
  16

  	
   

  	
  Final Bends to MC / Comcast
  Poles

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Remediation for MC and
  Comcast Work

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Reset Vault Lids, Util MH
  Elevations

  
	
  16D

  	
   

  	
  PEPCO Utilities &
  Streetlights

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Includes Bond, ARL # 14

  
	
  2

  	
   

  	
  Additional Work for WGL

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Link/Core/Dig

  
	
  16

  	
   

  	
  Additional Street Light
  Conduit / Hand Holes

  	
   

  	
  2

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Hardscape/Landscape

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  07C

  	
   

  	
  Edging

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  In Green Roof Package

  
	
  07C

  	
   

  	
  VM #64 - Alternate Edging
  Type

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  2

  	
   

  	
  Asphalt Repair adjacent
  curbs

  	
   

  	
  733

  	
   

  	
  sy

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  02F

  	
   

  	
  Silver Spring Standard
  Basket Weave

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  02E

  	
   

  	
  Concrete - Sidewalks

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  02E

  	
   

  	
  Site Concrete Award

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  02E Bid Analysis

  
	
  02E

  	
   

  	
  Concrete - Curb &
  Gutter

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  02E

  	
   

  	
  Concrete - Retaining Walls
  and Stairs

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  02E COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  2

  	
   

  	
  Concrete Coolant for Hot
  Weather Pours

  	
   

  	
  220

  	
   

  	
  cy

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  2

  	
   

  	
  Sawcut existing Phase I
  Footer to Install Planter per A5.25

  	
   

  	
  100

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  2

  	
   

  	
  De-mucking &
  De-watering for this work (Pump, Bobcat, Operator, Laborer) 3 days total.
  Excludes haul off of material

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  2

  	
   

  	
  Adjustment of existing
  utilities (2 fitters * $[***]/hr * 2 days + $[***] materials)

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Existing manholes, valve
  covers, etc

  
	
  2

  	
   

  	
  Concrete Pads for Benches
  on Terraces (4 benches * 3 posts * $[***]/EA)

  	
   

  	
  12

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  2

  	
   

  	
  Expansion Joint &
  Caulking at Curb & Gutter (550LF * $[***]/LF)

  	
   

  	
  550

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  02F

  	
   

  	
  Hardscape Package

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  02F Bid Analysis

  
	
  02F

  	
   

  	
  VM #5 - Standard Shape Ext
  Granite

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Radiuses only at AA through
  KK

  
	
  02F

  	
   

  	
  Cobblestone Paving

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Bio - Walk Art

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Etching by others

  
	
  02F

  	
   

  	
  Bio-Walk of Fame

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02F

  	
   

  	
  Granite Steps

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02F

  	
   

  	
  2"
  Granite Veneer on Retaining Walls

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02F

  	
   

  	
  5" Granite Veneer on
  Retaining Walls

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  02F-COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  



 


5

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  2

  	
   

  	
  Additional Mobilization

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  To complete pavers work at
  covered walkway

  
	
  2

  	
   

  	
  Temp Protection

  	
   

  	
  6,600

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  —

  	
   

  	
  Of Hard Scape - Transfer to
  Division 1

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  07A

  	
   

  	
  Waterproof Retaining Walls
  for Planting Beds

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02F

  	
   

  	
  Compacted Aggregate under
  pavers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02F

  	
   

  	
  Compacted Aggregate in
  Planting Beds

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Landscaping

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  02D Bid Analysis

  
	
   

  	
   

  	
  02D COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  2

  	
   

  	
  Additional
  mobilization(s) to install sleeves for irrigation ($[***]/EA)

  	
   

  	
  4

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  2

  	
   

  	
  Soil Mock up

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  2

  	
   

  	
  Composite Cleanup Crew

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  2

  	
   

  	
  Perimeter excavation
  protection at soil panels (2 laborers * 2hr/day * 2 weeks +$[***] materials)

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Incl guardrails, signage

  
	
  2

  	
   

  	
  Attic Stocks / Parts

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Landscaping parts

  
	
  2

  	
   

  	
  Shop Drawings - Stone
  Cladding Final Stamped Dwgs

  	
   

  	
  40

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  2

  	
   

  	
  Protection of Tree Boxes

  	
   

  	
  2,500

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Planting - Trees (2.5"
  - 3" cal.)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Honeylocust

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Northern Red Oak

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Planting - Trees (8' - 10'
  tall) Street Trees

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Planting - Trees (12' - 14'
  tall) - River Birch

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Planting - Seed/Sod

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  07C

  	
   

  	
  Planting - Bamboo - 5 gal
  size (at Roof Terraces)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  07C

  	
   

  	
  Planting - Grasses

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Japanese Sedge - 1 qt size

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Oriental Fountain Grass - 1
  qt size

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Planting - Perennials

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Daylily - 1 gal size

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Siberian Iris “Caesar’s
  Brother” - 1 gal size

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Siberian Iris “Cambridge” -
  1 gal size

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Siberian Iris “Butter and
  Sugar” - 1 gal size

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Gayfeather/Blazing Star - 1
  qt size

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  07C

  	
   

  	
  Perennials at 5th,
  6th & 7th floor Terraces

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Mulch

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Irrigation system

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Ground Level - PVC Piping
  for irrigation system

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
																



 


6














 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  02D

  	
   

  	
  Ground Level - Drip tubing
  for irrigation system

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  Backflow preventer, valves,
  water tap for irrigation

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Hand Holes

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02D

  	
   

  	
  Irrigation Controls and
  Conduit

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  2

  	
   

  	
  Additional Landscaper
  Mobilization for Planting Schedule.

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Sculptural Seating Elements

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Tables, Chairs, Benches

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Site Amenities - Café
  Tables

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Site Amenities - Dining
  Tables

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Site Amenities - Dining
  Chair

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Site Amenities - Low Tables

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Site Amenities - 6' Benches

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  6th Floor Terrace Curved
  Benches

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  2

  	
   

  	
  Connections for Planter
  Drain Tile

  	
   

  	
  10

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  6A

  	
   

  	
  6th Floor Terrace Benches
  with Backs

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  06A Bid Analysis

  
	
  02D

  	
   

  	
  Ground Level Benches

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  02D Bid Analysis

  
	
  2

  	
   

  	
  Site Amenities - Custom
  Curved Argentinean Benches

  	
   

  	
  100

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  07C

  	
   

  	
  Planters - Small

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  In 07C

  
	
  07C

  	
   

  	
  Planters - Medium

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  07C

  	
   

  	
  Planters - Large

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  07C

  	
   

  	
  Planters - Largest

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  07C

  	
   

  	
  VE #7 IAP Planters

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  This was not realized

  
	
  02G

  	
   

  	
  Site Amenities - Water
  Feature

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  02G Bid Analysis

  
	
  02G

  	
   

  	
  SS Coping at Water Feature

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Fountain is Non Hobbs
  Equipment

  
	
  02G

  	
   

  	
  VM #6 - Water Feature
  Savings

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02G

  	
   

  	
  Custom SS Curved Trench
  Drain and Grate as Shown

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02G

  	
   

  	
  Bowl for Fountain

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Hard Bid - Fountaincraft

  
	
  02G

  	
   

  	
  Install Bowl for Fountain

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Hard Bid - Fountaincraft

  
	
  02G

  	
   

  	
  Foundation slab for
  Fountain

  	
   

  	
  12

  	
   

  	
  cy

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  02G

  	
   

  	
  P&P Bond

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Fountaincraft Bond

  
	
  02G

  	
   

  	
  Curved TrenchDrain at
  Fountain

  	
   

  	
  40

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  2

  	
   

  	
  Granite Flooring in Elev
  1 & 2

  	
   

  	
  2

  	
   

  	
  cabs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Granite for Elevator Floors

  
	
  2

  	
   

  	
  Site Amenities - Bike Rack

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  02D Bid Analysis

  
	
  2

  	
   

  	
  Site Amenities - Trash Cans

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  02D Bid Analysis

  
	
  2

  	
   

  	
  Final Cleaning

  	
   

  	
  92760

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Sitework

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  3    CONCRETE

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Foundation
  to 1st Level

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  03B

  	
   

  	
  Caissons

  	
   

  	
  820

  	
   

  	
  cy

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL #2 -
  Eastern

  
	
  03B

  	
   

  	
  Rebar for
  Caissons

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03B

  	
   

  	
  Rock
  Excavation for Caissons

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  PCO #03

  
	
  03B

  	
   

  	
  Caisson Cans

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  PCO #01

  
																	



 


7

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  03B

  	
   

  	
  Adjusted
  Caisson Depths

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
  PCO #07

  
	
  03B

  	
   

  	
  100% Docs -
  Reduced Caissons

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
  PCO #06-01

  
	
  03A

  	
   

  	
  Concrete
  Award

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL #12 -
  M&L

  
	
  03A

  	
   

  	
  100%
  Drawings

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  PCO #06-02

  
	
  03A

  	
   

  	
  Fill under
  Ramp

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Perimeter
  Foundation drain

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Previously
  in 15A

  
	
  03A

  	
   

  	
  Elevator #1
  - Pit Walls

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Elevator #1
  - Mat Slab

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Elevator #2
  - Pit Walls

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Elevator #2
  - Mat Slab

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Elevator #3
  - Pit Walls

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Elevator #3
  - Mat Slab

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Retaining wall @ perimeter 12"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Slab on grade
  - 5"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Elevated
  Slab - Drive and Pedestrian Ramps - 8"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 22" x 22" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns 12" x 24" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 8" x 18" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 24" Round

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Walk Ramp
  Premium

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Housekeeping
  Pads 4"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  07A

  	
   

  	
  2" Geo
  Composite Drainage Panels

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  1st to
  Above PH

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Retaining Walls - 8"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Shear Walls - 8"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Shear Walls - 12"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Beams - Straight

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Beams - Curved

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 8" x 18" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 12" x 24" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  VM #2 -
  Reduce Concrete Finish

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Industrial
  Concrete Finish only

  
	
  03A

  	
   

  	
  Concrete
  Columns - 22" x 22" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 24" Round

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Drop Panels - 5"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Elevated Deck - 8"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  2nd to 3rd Level

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Shear Walls - 8"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Shear Walls - 12"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Beams - Straight

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 8" x 18" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
															



 


8

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 12" x 24" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 22x 22" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 24" Round

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Drop Panels - 5"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Elevated Deck - 8"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  3rd to 4th Level

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Shear Walls - 8"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Shear Walls - 12"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Beams - Straight

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Beams - Curved

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 8" x 18" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 12" x 24" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 22" x 22" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 24" Round

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Drop Panels - 5"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Elevated Deck - 8"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Walk Ramp
  Premium

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  4th to
  5th Level

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Shear Walls - 8"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Shear Walls - 12"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Beams - Straight

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 8" x 18" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 12" x 24" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 22" x 22" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 24" Round

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Drop Panels - 5"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Elevated Deck - 8"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  5th to
  6th Level

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Shear Walls - 8"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Shear Walls - 12"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Beams - Straight

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Beams - Curved

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 8" x 18" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 12" x 24" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 22" x 22" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 24" Round

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Drop Panels - 5"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Elevated Deck - 8" & 9"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  



 


9

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  6th to
  7th Level

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Shear Walls - 8"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Beams - Straight

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Beams - Curved

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 8"x 18" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 12" x 24" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete Columns
  - 22" x 22" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 18" Round

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 24" Round

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Drop Panels - 5"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Elevated Deck - 8"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  7th to
  PH

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Shear Walls - 8"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Beams - Straight

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Beams - Curved

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 8" x 18" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 12" x 24" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 22" x 22" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 16" Round

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Drop Panels - 5"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Elevated Deck - 9"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Penthouse
  to Penthouse Roof

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Beams - Straight

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 8" x 18" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 12" x 24" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 22" x 22" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Elevated Deck - 8"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Above
  Penthouse Roof

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Beams - Straight

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 8" x 18" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 12" x 24" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Columns - 22" x 22" Square

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Elevated Deck - 8" 9' N - S extension 7th

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Additional 8"
  Concrete @ 9' N - S extension 8th

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Penthouse Roof to Top of Screenwall Level

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Curbs

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Beams - Straight

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete -
  Elevated Deck - 8"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
																



 


10

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Miscellaneous
  Concrete

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  02C

  	
   

  	
  Survey/
  Grades/ Layout

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Concrete
  Fills, Curbs & Toppings

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Tower Crane
  - Erect, Rent, Operate, Dismantle

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  3

  	
   

  	
  Weather
  Protection - Admixtures/ Ice

  	
   

  	
  2,750

  	
   

  	
  cy

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  3

  	
   

  	
  Traffic
  Control

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to
  Division 1

  
	
  3

  	
   

  	
  Flagmen

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to
  Division 1

  
	
  3

  	
   

  	
  Perimeter
  Protection/ Opening Protection

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to
  Division 1

  
	
  3

  	
   

  	
  Site / Final
  Cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to
  Division 1

  
	
  03A

  	
   

  	
  Stair Pan
  Fill

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Precast
  Stairs

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Tower Crane
  Foundation

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  03A

  	
   

  	
  Architectural
  Finishing of Concrete Columns

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  3

  	
   

  	
  Stair
  Protection

  	
   

  	
  36

  	
   

  	
  flights

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  3

  	
   

  	
  Swing Radius
  Protection

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  excluded

  
	
  3

  	
   

  	
  Concrete
  adjustments for CW tolerance conflicts

  	
   

  	
  400

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  3

  	
   

  	
  Water at
  floors for wet cure / clean-up

  	
   

  	
  9

  	
   

  	
  flrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  3

  	
   

  	
  Protection
  of Industrial Concrete Surfaces

  	
   

  	
  —

  	
   

  	
  sf

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to
  Division 1

  
	
  3

  	
   

  	
  Concrete Pit
  for Conduit Raceway @ Switchgear

  	
   

  	
  120

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  03A

  	
   

  	
  PCO #26
  North Wall Mods Ductbank Conflict

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  03A

  	
   

  	
  Finishing
  Exposed Concrete Beams/ Surfaces

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Architectural
  Pre Cast

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  04B

  	
   

  	
  Precast Concrete (Straight)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL 25R1

  
	
  04B

  	
   

  	
  Additional Precast @ 9' N -
  S extension 7th - 10th

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  04B

  	
   

  	
  Additional Precast @ New Penthouse
  Higher Level

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  4

  	
   

  	
  Temp Heat/Weather
  Protection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  4

  	
   

  	
  Flashing/Caulking/Sealing
  around Panels

  	
   

  	
  69

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  4

  	
   

  	
  Composite Cleanup Crew

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  4

  	
   

  	
  Patching of lifting
  lugs/touchup

  	
   

  	
  138

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  4

  	
   

  	
  Final Cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
   

  	
   

  	
  Total Concrete & Pre-Cast

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  4   MASONRY

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  02F

  	
   

  	
  Granite Wall Panels

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  04A

  	
   

  	
  8" CMU walls at
  shafts, bathrooms, cellar partitions

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  04A

  	
   

  	
  8" CMU - interior
  partitions

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  04A Bid analysis

  
	
  04A

  	
   

  	
  8" CMU - exterior
  backup wall

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  04A

  	
   

  	
  Lintels

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  04A- COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  



 


11






 










 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  4

  	
   

  	
  Temp Heat/Weather
  Protection

  	
   

  	
  4

  	
   

  	
  mths

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  4

  	
   

  	
  Grout Frames &
  Sills

  	
   

  	
  70

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  4

  	
   

  	
  Additional Scaffolding

  	
   

  	
  100

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  4

  	
   

  	
  Electric Hook-up

  	
   

  	
  9

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  4

  	
   

  	
  Flagmen & Traffic
  Control

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  4

  	
   

  	
  Final Cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  4

  	
   

  	
  RFI # 194 - Wall Changes

  	
   

  	
  50

  	
   

  	
  SF

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  Total Masonry

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  5   STEEL &
  METALS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Structural
  Steel

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  02C

  	
   

  	
  Survey/ Grades/ Layout

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05A

  	
   

  	
  Structural Steel Beams

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL #24

  
	
  05A

  	
   

  	
  Structural Steel
  Connections

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05A

  	
   

  	
  Structural Steel Moment
  Connections

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05A

  	
   

  	
  VM #75 - Added support for
  Cooling Tower Height

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  05A

  	
   

  	
  Structural Steel
  Miscellaneous Items

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05A

  	
   

  	
  Metal Roof Deck - 1-1/2"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  05A - COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  5

  	
   

  	
  Burn Permit

  	
   

  	
  2

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  5

  	
   

  	
  Fire Watch

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  5

  	
   

  	
  Flagmen

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  5

  	
   

  	
  Final Cleaning

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  5

  	
   

  	
  Black Iron for Wood Ceiling

  	
   

  	
  15

  	
   

  	
  tons

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  5

  	
   

  	
  Framing around roof
  openings

  	
   

  	
  5

  	
   

  	
  tons

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  5

  	
   

  	
  Misc. Skin Support Steel

  	
   

  	
  5

  	
   

  	
  tons

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  5

  	
   

  	
  Misc. Steel at Slab
  Penetrations

  	
   

  	
  7.5

  	
   

  	
  tons

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  5

  	
   

  	
  GC Fee on Direct Hire Work

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in Front

  
	
  5

  	
   

  	
  Safety Floor at Open Shafts
  / Maint.

  	
   

  	
  230

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  5

  	
   

  	
  Misc. Steel for Equip.
  Lifting/Hoists

  	
   

  	
  6

  	
   

  	
  tons

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  Miscellaneous
  Metals

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  05A

  	
   

  	
  Steps for Cooling Towers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  3 shown

  
	
  05A

  	
   

  	
  Steel Support for Metal
  Panels

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  5

  	
   

  	
  Support Steel for
  Mechanical Equipment

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  16D

  	
   

  	
  Grate for Transformer Vault

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in 16D

  
	
  05A

  	
   

  	
  Miscellaneous Steel -
  Masonry wall clips, angles

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05A

  	
   

  	
  Miscellaneous Steel -
  Bathroom Countertop Supports

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  5

  	
   

  	
  Window Cleaning Anchors

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05A

  	
   

  	
  Roof Ladders

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Roof Hatch

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05A

  	
   

  	
  Shipmans’ Ladder

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Mezzanine steel and grating
  4th floor

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09A

  	
   

  	
  Expansion Joint Cover
  Assemblies

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05A

  	
   

  	
  Elevator Pit Ladders

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05A

  	
   

  	
  Metal Stairs

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05A

  	
   

  	
  Flights
  with less than 10 risers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05A

  	
   

  	
  Flights
  with 10 to 17 risers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  



 


12

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  05A

  	
   

  	
  Flights with more than 17
  risers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05A

  	
   

  	
  Handrails @ Stairs -
  Straight (Ptd. Steel)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05B

  	
   

  	
  VM #9 - Wood At stairs in
  Lieu of S.S.

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05B

  	
   

  	
  Atrium Stair

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05B

  	
   

  	
  Atrium Stairs Stone Treads

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  5

  	
   

  	
  Final Cleaning

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Included above

  
	
  5

  	
   

  	
  Flagmen & Traffic
  Control

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Included above

  
	
  5

  	
   

  	
  Firewatch

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Included above

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Ornamental
  Metals

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  05B

  	
   

  	
  Ornamental Metals Package

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL 18R2

  
	
  05B

  	
   

  	
  Sun Control Trellis

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05B

  	
   

  	
  6th Floor Terrace Trellis
  by “Green Screen”

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05B

  	
   

  	
  6th Floor Terrace Trellis
  Support

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05B

  	
   

  	
  7th Floor Gazebo

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  07D

  	
   

  	
  Cladding on Trellis -
  Kanalco

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  07D - Bid analysis

  
	
  05B

  	
   

  	
  SS Glazed Wall Lobby

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05B

  	
   

  	
  SS Column Cove Bases
  (Curved)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05B

  	
   

  	
  VM #10 Reduce Quantities of
  S.S. Base

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  VM was not shown in docs

  
	
  09A

  	
   

  	
  VM #12A - Changed Column
  wraps to Covers in lieu of drywall

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in 09A Award

  
	
  05B

  	
   

  	
  VM #13 - Use Painted Steel
  hand rail in lieu of S.S.

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  05B

  	
   

  	
  SS Cove Base @ Lobby

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  05B - COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  5

  	
   

  	
  Caulking at SS Glass Walls
  at Lobby

  	
   

  	
  430

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  5

  	
   

  	
  Concrete at SS Bollards

  	
   

  	
  4

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  5

  	
   

  	
  Core Drilling for Embeds
  ($[***]/EA * 40)

  	
   

  	
  40

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  5

  	
   

  	
  Composite Crew

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  5

  	
   

  	
  Blocking for Shoe Organizer

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  5

  	
   

  	
  Temp Guardrails at Stair #9
  (2 carp *$[***]/hr * 2days + $[***] materials)

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  5

  	
   

  	
  Stair Protection - Stair #9

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  5

  	
   

  	
  Firewatch

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  5

  	
   

  	
  Final Cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  5

  	
   

  	
  Flagmen & Traffic
  Control

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  5

  	
   

  	
  16ga SS Gowning Benches
  (6) per A1.2F, (4) per A1.3F

  	
   

  	
  10

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Hard Bid

  
	
  5

  	
   

  	
  16ga SS Shoe Organizer
  (1) per A1.2F

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Hard Bid

  
	
  5

  	
   

  	
  MoCo Burn Permit ($[***]/yr
  per trade)

  	
   

  	
  2

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  5

  	
   

  	
  Escalation

  	
   

  	
  —

  	
   

  	
  %

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Steel & Metals

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
																



 


13

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  6   WOOD &
  PLASTICS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  Rough Blocking

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09A

  	
   

  	
  Plywood Backing in
  Tele/Data Room

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  Custom wood Reception Desk
  with 1" Granite top

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  Reception Desk Side Cabinet
  with 1" Granite top

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  Wd Base Cab with 1"
  Gnte Top - at Conf Rooms

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  Mail and Copy
  Room Millwork

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  Kitchenette - Base Cabinets

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  Kitchenette - Countertops

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  Kitchenette - Wall Cabinets

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  Bathroom Countertops

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  Coat Closet Rod &
  Shelf ( Large )

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  Coat Room Millwork -
  6th Floor -

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  Credenza - Built in

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  Work Area Millwork - 5th
  floor- Allowance

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  Curved Work Surface

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Library - Millwork

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  High Density File
  Room  - Millwork

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  Millwork / DFH / Interior
  Glazing Award

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL #27

  
	
  06A

  	
   

  	
  Wood Ceilings

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  6

  	
   

  	
  Final Cleaning

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  4" Thick Curved Wood
  Bench

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  06A COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  6

  	
   

  	
  Temporary Wall &
  Door Protection

  	
   

  	
  142

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  06A Bid Analysis

  
	
  6

  	
   

  	
  Composite Crew (2 laborers
  * $[***]/hr * 16hr/wk * 45wks)

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  06A Bid Analysis - Transfer
  to Division 1

  
	
  6

  	
   

  	
  Support Steel for Granite
  Bench in Shower

  	
   

  	
  0.125

  	
   

  	
  ton

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  06A Bid Analysis

  
	
  6

  	
   

  	
  Cut Holes in Millwork for
  Elec/Sprinkler ($[***]/EA)

  	
   

  	
  100

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  06A Bid Analysis

  
	
  6

  	
   

  	
  Storage of Doors and Frames
  for 1 week delivery (includes storage and labor to shake out delivery trucks,
  stack material, and load on truck to deliver to site)

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  06A Bid Analysis - Hard Bid

  
	
  6

  	
   

  	
  Construct Room for
  Hardware (Studs/plywood, shelving, door, labor) (2 carpenters @ 2 days +
  $[***] materials)

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  06A Bid Analysis

  
	
  6

  	
   

  	
  Blocking/install for Owner
  Furnished TV’s, mounting bracket excluded. (8 total)

  	
   

  	
  8

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  06A Bid Analysis

  
	
  6

  	
   

  	
  Door #114

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  06A Bid Analysis

  
	
  6

  	
   

  	
  RFI #199 - Back Painted
  Glass

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  06A Bid Analysis

  
	
  6

  	
   

  	
  Countertops per A4.4F in
  rooms 357 and 417 (32LF * $[***]/LF)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Incl in ARL #27

  
	
  6

  	
   

  	
  Removal of existing Phase I
  window wall at north side 1st floor lobby

  	
   

  	
  80

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  06A Bid Analysis

  



 


14

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  6

  	
   

  	
  Glass Markerboards (7 total
  incl alum tray)

  	
   

  	
  7

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  06A Bid Analysis

  
	
  6

  	
   

  	
  Support Steel for floating
  cabinets and shelving and SS tops in isolator Rm.

  	
   

  	
  16

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  06A Bid Analysis

  
	
  6

  	
   

  	
  Openings 007A and 707A

  	
   

  	
  2

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  06A Bid Analysis

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Wood & Plastics

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  7   THERMAL &
  MOISTURE PROTECTION

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  07A

  	
   

  	
  Waterproofing @ Basement
  Foundation Walls

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL #17

  
	
  07A

  	
   

  	
  VM #14 - Utilize Pre-Proof

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  07A

  	
   

  	
  Waterproofing at
  Transformer Vault

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Insulation Board Basement
  Foundation Walls

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  07A

  	
   

  	
  Waterproofing basement slab

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  07A

  	
   

  	
  Waterproofing/Insulation
  1st floor plaza

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  07A

  	
   

  	
  Waterproofing @ Elevator
  Pits

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  07A

  	
   

  	
  Waterproofing Skin
  Substrate

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09A

  	
   

  	
  Insulation at Garage
  Ceiling

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  07C

  	
   

  	
  Roof - Membrane &
  Insulation

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL #22

  
	
  07C

  	
   

  	
  Gravel at Terraces

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  07C

  	
   

  	
  Wood Decking

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  07C

  	
   

  	
  VM #15 - Concrete Paver in
  lieu of IPE

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  07C

  	
   

  	
  VM #16 - Alternate Concrete
  Paver @ Roof

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  07C

  	
   

  	
  Pavers on Roof at 7th Floor
  Terrace

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  07C

  	
   

  	
  Green Roof

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  07C Bid Analysis

  
	
  07C

  	
   

  	
  Flood Test Green Roofs

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  07D

  	
   

  	
  Zinc Panels Award

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL #21 - incl louvers

  
	
  07D

  	
   

  	
  Zinc Panels

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  07D - Bid analysis

  
	
  07D

  	
   

  	
  VM #17A - Add for Composite
  Panels

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  07D - Bid analysis

  
	
  07E

  	
   

  	
  Allowance for Flashings @
  Roof

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  7

  	
   

  	
  Temporary Roof Protection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  07E

  	
   

  	
  Gutters & Down
  spouts

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Flue Shroud-Stainless Steel
  exhaust pipe covers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  07E

  	
   

  	
  Terracotta Rain Screen
  system Award

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL 23

  
	
  07E

  	
   

  	
  Terracotta Rain Screen
  system (Curved)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  07E

  	
   

  	
  VM #33 Terracotta Soffit

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  08A

  	
   

  	
  Metal Panel Sun Screen

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  7

  	
   

  	
  Final Cleaning

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  07F

  	
   

  	
  Spray on Fire Proofing

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Hard Bid

  
	
  7

  	
   

  	
  Interior Caulking

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  



 


15

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  7

  	
   

  	
  Flagmen & Traffic
  Control

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  7

  	
   

  	
  Fire Safing and
  Firestopping

  	
   

  	
  200

  	
   

  	
  crew
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  07A COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  7

  	
   

  	
  Composite Crew Clean up

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  7

  	
   

  	
  OT (4 mechanics/1 foreman *
  1 day/wk *14 wks)

  	
   

  	
  140

  	
   

  	
  Crew
  Hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07A Bid Analysis

  
	
  7

  	
   

  	
  Temporary Weather
  Protection during curing for foundation w/p

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  7

  	
   

  	
  Patching of W/P for
  Penetrations ($[***]/EA)

  	
   

  	
  50

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07A Bid Analysis

  
	
  7

  	
   

  	
  Pressure cleaning concrete
  prior to application of traffic coating. (2 mechanics * 2 days + pressure
  washer)

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07A Bid Analysis

  
	
  7

  	
   

  	
  Temporary Heat/Weather
  Protection to install product in winter for skin w/p (i.e. heaters, tenting,
  etc.)

  	
   

  	
  3

  	
   

  	
  mo

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07A Bid Analysis

  
	
  7

  	
   

  	
  Patching of MEP
  Penetrations ($[***]/EA)

  	
   

  	
  50

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07A Bid Analysis

  
	
  7

  	
   

  	
  Temporary Patching of Phase
  I W/P behind metal panels (2 mechanics for 1 week + $[***] materials)

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07A Bid Analysis

  
	
   

  	
   

  	
  07C COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  7

  	
   

  	
  Roof Protection on
  Completed Roofing at General Traffic Areas/Material Hoist

  	
   

  	
  9,700

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07C Bid analysis

  
	
  7

  	
   

  	
  Floor Prep - Sweeping,
  cleanup prior to roofing

  	
   

  	
  160

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07C Bid analysis

  
	
  7

  	
   

  	
  Composite Crew Clean up

  	
   

  	
  —

  	
   

  	
  ea

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  7

  	
   

  	
  OT (6 mechanics/1 foreman *
  1 day/wk *20 wks) to get weathertight

  	
   

  	
  20

  	
   

  	
  Crew
  Day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07C Bid analysis

  
	
  7

  	
   

  	
  RFI #30 - Design Costs for
  SS Planters

  	
   

  	
  80

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07C Bid analysis

  
	
  7

  	
   

  	
  Stainless Steel Planters

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Hard Bid

  
	
  7

  	
   

  	
  Exterior Caulking

  	
   

  	
  12,320

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07C Bid analysis

  
	
  7

  	
   

  	
  Flashings at Roof

  	
   

  	
  50

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07C Bid analysis

  
	
  7

  	
   

  	
  Flagmen & Traffic
  Control

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  7

  	
   

  	
  Final Cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  07D COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  7

  	
   

  	
  Penetrations thru Zinc
  Panels ($[***]/ea)

  	
   

  	
  50

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07D Bid Analysis

  
	
  7

  	
   

  	
  Engineered Scaffolding at
  6th Floor to reach Soffit Panels at PV roof R12-R13 if can’t reach with
  manlift from plaza

  	
   

  	
  3

  	
   

  	
  floors

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07D Bid Analysis

  
	
  7

  	
   

  	
  Touchup

  	
   

  	
  1,004

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07D Bid Analysis

  
	
  7

  	
   

  	
  Hookup Welders (2) (2
  elec * 16hr)

  	
   

  	
  32

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07D Bid Analysis

  
	
  7

  	
   

  	
  Stamped Final Zinc Panel
  Drawings

  	
   

  	
  40

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07D Bid Analysis - Letter
  only to cover drawing

  
	
  7

  	
   

  	
  Composite Cleanup Crew

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  



 


16














 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  7

  	
   

  	
  OT - 8 ironworkers + 1
  Foreman * 1 day/wk * 15 weeks

  	
   

  	
  1,350

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07D Bid Analysis

  
	
  7

  	
   

  	
  Escalation ([***]%
  escalation covered)

  	
   

  	
  —

  	
   

  	
  %

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  not required

  
	
  7

  	
   

  	
  Cutouts in Louver Blankoff
  Panels for MEP Penetrations ($[***]/EA * 10)

  	
   

  	
  10

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07D Bid Analysis

  
	
  7

  	
   

  	
  Exterior Caulking

  	
   

  	
  12,320

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07D Bid Analysis

  
	
  7

  	
   

  	
  Final Cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  7

  	
   

  	
  Flagmen & Traffic
  Control

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  7

  	
   

  	
  VE Option 1a/b or different
  joint configuration

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Incl in ARL #21 Award

  
	
  7

  	
   

  	
  Curved Zinc wall panels at
  elevation AA at PV Array

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  7

  	
   

  	
  Louver for Garage Air
  intake

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  7

  	
   

  	
  Visual Mockup Zinc per Add
  #14

  	
   

  	
  63

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  7

  	
   

  	
  Zinc Shopdrawings - Changes

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Excludes additional joints

  
	
  7

  	
   

  	
  Custom Color Louvers

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  [***]% upcharge

  
	
   

  	
   

  	
  07E COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  7

  	
   

  	
  Cutouts for handrail on
  roof terraces

  	
   

  	
  20

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07E Bid Analysis

  
	
  7

  	
   

  	
  Rainscreen Gaskets

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Silicone gaskets incl per
  ARL #23

  
	
  7

  	
   

  	
  Infill of hollow sections
  in Terracotta

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Excluded

  
	
  7

  	
   

  	
  Hookup Welders (2) (2
  elec *16hr)

  	
   

  	
  32

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07E Bid Analysis

  
	
  7

  	
   

  	
  Stamped Final Terracotta
  Drawings

  	
   

  	
  40

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07E Bid Analysis

  
	
  7

  	
   

  	
  Composite Cleanup Crew

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  7

  	
   

  	
  OT - 8 ironworkers + 1
  Foreman * 1 day/wk * 15 weeks

  	
   

  	
  1,350

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07E Bid Analysis

  
	
  7

  	
   

  	
  Escalation

  	
   

  	
  —

  	
   

  	
  ls

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in ARL #21 Award

  
	
  7

  	
   

  	
  Final Cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  7

  	
   

  	
  Exterior Caulking

  	
   

  	
  12,320

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  07E Bid Analysis

  
	
  7

  	
   

  	
  Flagmen & Traffic
  Control

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  7

  	
   

  	
  Box-Outs for Walers

  	
   

  	
  36

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  7

  	
   

  	
  Waterproofing of Mock-up

  	
   

  	
  235

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Thermal & Moisture Protection

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  8   DOORS & WINDOWS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  08A

  	
   

  	
  Store Front Door ( Al Door
  w/Al Frame )

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  08A

  	
   

  	
  Alum. Storefront door with
  SS Cladding (@ Exteriors)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  08A

  	
   

  	
  Alum. Storefront door with
  SS Cladding (@ Exteriors)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  08D

  	
   

  	
  Fire Rated Won Doors

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  08D Bid Analysis

  
	
  06A

  	
   

  	
  2nd Floor labs 4x7 (1' and
  3' leaves)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  06A

  	
   

  	
  H.M Door w/ HM Frame ( Fire
  Rated ) - KD

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  06A

  	
   

  	
  3x7

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  06A

  	
   

  	
  6x7 (Double)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  H.M Door w/ HM Frame ( Non
  Rated ) - KD

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  



 


17

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  3x7

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  06A

  	
   

  	
  3x8

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  06A

  	
   

  	
  2x7

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  06A

  	
   

  	
  6x7 (Double)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  06A

  	
   

  	
  5X7

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  06A

  	
   

  	
  3xTBD

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Wood Door/ HM Frame - KD

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  3x7

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  06A

  	
   

  	
  2x7

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  6x7 (Double)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  4x7 (1' and 3' leafs)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Wood Door/ HM Frame (Fire
  Rated) - KD

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  06A

  	
   

  	
  3x7

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  06A

  	
   

  	
  VM #26A - Changes on 90%
  Docs to Door Frames

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  06A

  	
   

  	
  VM #26B - Changes to door
  Sizes

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Phase 1 large door at 1st
  floor

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  08C

  	
   

  	
  Overhead Coiling Doors

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  08C Bid Analysis

  
	
  06A

  	
   

  	
  Interior glass and glazing
  system - P3

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in 06A Award

  
	
  06A

  	
   

  	
  Interior SS glass and
  glazing system - P3

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Assume Alum.

  
	
  08A

  	
   

  	
  Flat Aluminum Punch Windows

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  08A

  	
   

  	
  Glass Curtain wall (Flat)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  08A

  	
   

  	
  Curtainwall Award

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL #13 - Pioneer

  
	
  08A

  	
   

  	
  VM #17 - Deduct for
  Segmented Glass

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  08A

  	
   

  	
  Channel Glass System
  (Straight)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  08A

  	
   

  	
  Channel Glass System
  (Curved)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  6

  	
   

  	
  Final Cleaning

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  02C

  	
   

  	
  Survey & Layout

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  08A

  	
   

  	
  Weather Protection for
  openings

  	
   

  	
  360

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  08A

  	
   

  	
  Layout/Installation of
  Reglets for Glass Fins at Offices - Not required Since Surface applied at
  columns in lieu of reglets

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  08A

  	
   

  	
  Survey & Layout of
  Embeds for Installation by Concrete Sub

  	
   

  	
  112

  	
   

  	
  crew
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  08A

  	
   

  	
  Window Sill Protection

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  2 carp * $[***]/hr * 2 d/fl
  * 7fl + 1d/mth maint * 6mths + $[***]mat

  
	
  08A

  	
   

  	
  Final Adjustment of Doors
  after Air Balancing is complete

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  1foreman/1carp * 8hr/Fl * 4
  Fl

  
	
  08A

  	
   

  	
  Storefront Door Protection

  	
   

  	
  24

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  08A

  	
   

  	
  Remob to install
  curtainwall that is left out for equipment

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  Carried in FF

  
	
  08A

  	
   

  	
  Stamped Final Curtainwall
  Drawings

  	
   

  	
  40

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  08A

  	
   

  	
  Composite Cleanup Crew

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  08A

  	
   

  	
  OT - 8 ironworkers + 1
  Foreman * 1 day/wk * 16 weeks

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  



 


18

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  08A

  	
   

  	
  Replacement glass
  unassignable damages

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  08A

  	
   

  	
  100%CD Drawings - Change
  trellis design (added glass 504SF), change metal panels to spandrel glass
  (624SF).

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Below

  
	
  08A

  	
   

  	
  100% CD

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  PCO #006-03

  
	
  08A

  	
   

  	
  Key Storage Cabinet per
  spec 08410-2.3.F,G

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  08A

  	
   

  	
  Sliding Door 714 Hardware -
  Unclear on dwgs

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  08A

  	
   

  	
  Security Wiring for
  Storefront Doors

  	
   

  	
  24

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  8

  	
   

  	
  Sunshades for Units W, W1

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  PCO #14

  
	
  8

  	
   

  	
  Perimeter Spray Foam
  Insulation

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Hard Bid Alternate

  
	
  8

  	
   

  	
  Two paint colors in lieu of
  1

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Not Included

  
	
  8

  	
   

  	
  Radius window wall framing
  units @ K&L

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Hard Bid Alternate

  
	
  8

  	
   

  	
  Radius sunshade blades

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Hard Bid Alternate

  
	
  8

  	
   

  	
  Signage support brackets

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  In Base Contract

  
	
  8

  	
   

  	
  radius sill extensions

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Not Included

  
	
  8

  	
   

  	
  In Plant structural
  testing.

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Not Included

  
	
  8

  	
   

  	
  Glass spandrels in lieu of
  Zinc at unit R

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Hard Bid Alternate

  
	
  8

  	
   

  	
  Curved Framing at Units
  I & Q

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Hard Bid Alternate

  
	
  8

  	
   

  	
  PCO #25 - Terrace Doors

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  8

  	
   

  	
  Peer review skin

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  —

  	
   

  	
  by UT

  
	
  8

  	
   

  	
  Flagmen & Traffic
  Control

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Doors & Windows

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  9   FINISHES

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Perimeter
  Walls

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  09A

  	
   

  	
  Ext Studs/Sheathing/Drywall
  Award

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL 19

  
	
  09A

  	
   

  	
  Insulation

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  09A includes 09B

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Drywall
  COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  09A

  	
   

  	
  GWB - 1 layer 5/8"
  each side of 3 5/8" metal stud at 16" o.c. to underside of the deck
  above - P1

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09A

  	
   

  	
  GWB - 2 layer 5/8"
  each side of 3 5/8" metal stud at 16" o.c. to underside of the deck
  above - P1 Fire Rated

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09A

  	
   

  	
  GWB - 1 layer 5/8"
  (1) side on metal hat channel

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09A

  	
   

  	
  GWB - 1 Layer 5/8" on
  studs

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  



 


19

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  09A

  	
   

  	
  GWB - 2 Layers 5/8" on
  studs above.

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09A

  	
   

  	
  Shaft Wall (2 hr)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09A

  	
   

  	
  2nd Floor labs Skim Coat

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09A

  	
   

  	
  2nd Layer of Drywall at
  Elev Lobbies

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09A

  	
   

  	
  GWB - 1 layer 5/8"
  each side of 3 5/8" metal stud at 16" o.c. - wall 6ft high - type
  P5

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09A

  	
   

  	
  Metal Strapping

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  9

  	
   

  	
  09A - COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  9

  	
   

  	
  Surveyor to layout
  radiuses) for drywall subcontractor ($[***]/hr*8 hrs/floor *7 floors)

  	
   

  	
  56

  	
   

  	
  crew
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  2x10 Cedar Rafters at
  Gazebo/Trellis

  	
   

  	
  880

  	
   

  	
  Bft

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  Composite Crew Clean up

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  9

  	
   

  	
  Patching at Phase I wall if
  required due to removal of metal panels to keep Phase I weathertight during
  construction. (2 carpenters for 1 week + $[***] materials)

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  Patching/rework of Phase I
  ceilings at tie-ins (2 carpenters for 2 days per floor + $[***] materials)

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  Curved Electrical column
  covers (6 ea * 18 * $[***]/EA)

  	
   

  	
  108

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  Material Escalation (i.e.
  [***]% Feb, [***]% Mar, [***]% April)

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Escalation thru
  April - Hard Bid

  
	
  9

  	
   

  	
  Drywall grid support
  framing/GWB for wood veneer ceiling ILO black iron framing

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Hard Bid

  
	
  9

  	
   

  	
  Acoustical Caulking at
  Drywall Partitions

  	
   

  	
  38,268

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Acoustical caulking at all
  drywall partitions

  
	
  9

  	
   

  	
  RFI # 166 - Room Sealing

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  RFI #166 - Run drywall full
  length at 214, acoustical caulking at required partitions

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  75deg cants at ledge >2"
  in elevator shafts

  	
   

  	
  300

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  RCP Conflicts

  	
   

  	
  5,000

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  Fire rated partition
  conflicts

  	
   

  	
  3,500

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  Strapping in fire rated
  partitions

  	
   

  	
  500

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  Patching of phase 1 F.A.
  Devices

  	
   

  	
  4,000

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  patch 1ft wide strip where
  drywall is cut out, inc. painting of that strip only

  
	
  9

  	
   

  	
  Final Cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  9

  	
   

  	
  Flagmen & Traffic
  Control

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  9

  	
   

  	
  Protection of finishes

  	
   

  	
  —

  	
   

  	
  sf

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  9

  	
   

  	
  Drywall/framing adjustments

  	
   

  	
  3,500

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  RFI # 208 - Blocking for
  Lat Files

  	
   

  	
  390

  	
   

  	
  LF

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  RFI # 213 - Added Ceiling
  and Lighting

  	
   

  	
  1

  	
   

  	
  LS

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  



 


20

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  09A

  	
   

  	
  Metal Column Covers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Ceilings

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09A

  	
   

  	
  ACT Ceilings

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09A

  	
   

  	
  Lab ACT Ceilings

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09A

  	
   

  	
  GWB Ceilings

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  9

  	
   

  	
  SS Panel in Front Lobby

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  Incl in Entry Vestibule
  Allow Div 22

  
	
  09A

  	
   

  	
  Bulkhead (Curved)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09A

  	
   

  	
  Bulkhead (Straight)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Interior
  Layout

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  02C

  	
   

  	
  Survey/ Layout - Interior

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Paint

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  09G

  	
   

  	
  Painting Award

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  09G Bid Analysis

  
	
  09G

  	
   

  	
  2nd Floor Labs latex paint
  hallway

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09G

  	
   

  	
  Paint CMU walls

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09G

  	
   

  	
  Paint GWB Walls

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09G

  	
   

  	
  Paint GWB Ceilings

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09G

  	
   

  	
  Paint HM Frames

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09G

  	
   

  	
  Paint HM Doors/Frames

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09G

  	
   

  	
  Paint Sprinkler Piping

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09G

  	
   

  	
  Painted Concrete Ceilings
  at Garage

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09G

  	
   

  	
  Painted Concrete &
  CMU walls at Garage

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09G

  	
   

  	
  Painted Concrete Floors at
  Garage

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09G

  	
   

  	
  Paint-Exposed Ceiling Areas

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09G

  	
   

  	
  Striping

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09G

  	
   

  	
  Painting of Concrete Stairs

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  9

  	
   

  	
  Attic Stock

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Finish
  Materials

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  09f

  	
   

  	
  Ceramic Tile Award

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  09F - Bid Analysis

  
	
  09f

  	
   

  	
  VM #20A - Ceramic Wall tile
  in lieu of Marble

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09f

  	
   

  	
  V m#40A - Ceramic Wall
  partitions in lieu of marble

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09f

  	
   

  	
  Stone on Walls at Main
  Lobby

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09D

  	
   

  	
  Carpet / VCT / Linol Award

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  09D Bid Analysis

  
	
  09E

  	
   

  	
  Epoxy Flooring Award

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  09E Bid Analysis

  
	
  09D

  	
   

  	
  2nd Floor Labs vinyl base

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09D

  	
   

  	
  Vinyl Base

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09E

  	
   

  	
  Painted/Sealed Concrete
  Floors

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09f

  	
   

  	
  Marble

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09f

  	
   

  	
  VM #70 - Change to Ceramic
  @ Bathroom

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09C

  	
   

  	
  Terrazzo Award

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  09C Bid Analysis

  
	
  09C

  	
   

  	
  VM #19 - Terrazzo in lieu
  of granite

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  09C - COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  9

  	
   

  	
  Floor Protection Post Work

  	
   

  	
  —

  	
   

  	
  sf

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
															



 


21

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  9

  	
   

  	
  Composite Cleanup Crew

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  9

  	
   

  	
  Floor Preparation Prior to
  Work (excluding crack filling)

  	
   

  	
  4,000

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  100% Coverage Anti-Fracture
  Membrane

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Hard Bid

  
	
  9

  	
   

  	
  Moisture Barrier Primer

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Hard Bid

  
	
  9

  	
   

  	
  Overtime to maintain
  schedule

  	
   

  	
  375

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  09D - COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  9

  	
   

  	
  Moisture Test

  	
   

  	
  3

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  Composite Cleanup Crew

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  9

  	
   

  	
  Temporary Floor Protection

  	
   

  	
  —

  	
   

  	
  rolls

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  9

  	
   

  	
  Final Cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  09E - COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  9

  	
   

  	
  Ventilation During
  Installation

  	
   

  	
  6

  	
   

  	
  wk

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  Floor Patch/Prep

  	
   

  	
  9,961

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  spec 09705 - epoxy in
  stairway

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in Div 22

  
	
  9

  	
   

  	
  Early application of epoxy
  “paint” for underneath process equipment - mobilization

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  Composite Cleanup Crew

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  9

  	
   

  	
  Underlayment for Epoxy

  	
   

  	
  9,961

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  09F - COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  9

  	
   

  	
  Floor Protection

  	
   

  	
  —

  	
   

  	
  sf

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  9

  	
   

  	
  Flash Patching

  	
   

  	
  6,500

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  Composite Crew

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
   

  	
   

  	
  09G - COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  9

  	
   

  	
  concrete sealer mechanical
  room floors

  	
   

  	
  6,640

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  9

  	
   

  	
  Composite Crew

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  9

  	
   

  	
  Paint Color Schedule

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  9

  	
   

  	
  Additional
  Room Finishes

  	
   

  	
  5

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  RFI # 106

  
	
  9

  	
   

  	
  Finishes Repair and
  Relocation Work

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  RFI # 109

  
	
  09D

  	
   

  	
  Linoleum

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Additional office space @
  5th Floor

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Terrazzo

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Finishes

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  10   SPECIALTIES

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  Fire Extinguishers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  10

  	
   

  	
  Fire Extinguisher Signage

  	
   

  	
  30

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  07D

  	
   

  	
  Louvers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  07D - Bid analysis

  
	
  06A

  	
   

  	
  Toilet Accessories - Single
  Bathroom

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  06A

  	
   

  	
  Toilet Accessories - Multi
  Bathroom

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  06A

  	
   

  	
  Mirrors - Single Bathroom

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  06A

  	
   

  	
  Mirrors - Multi Bathroom

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Lockers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Locker Bench

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  



 


22














 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  White Boards &
  Tack Boards

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  10

  	
   

  	
  Wall Bumpers

  	
   

  	
  650

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  10

  	
   

  	
  Building Numbers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Signage allowance

  
	
   

  	
   

  	
  Directory

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  Excluded

  
	
  10A

  	
   

  	
  Mecho Shades

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  10A Bid Analysis

  
	
  10

  	
   

  	
  VM #21A - Revised QTY of
  shades

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  10

  	
   

  	
  Black Out Shades

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  Included in 10A

  
	
  10

  	
   

  	
  Awnings

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Impact Resistant Wall Panel
  System - P4

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  10

  	
   

  	
  Glass Operable Partition at
  Conference Room

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  10

  	
   

  	
  VM #23 - Delete Glass
  Operable Partition

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  10

  	
   

  	
  Division Final Cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  10

  	
   

  	
  Knox Box Installation

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  RFI # 149

  
	
  10

  	
   

  	
  Pit Cover Hatches

  	
   

  	
  5

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  RFI # 157

  
	
  10

  	
   

  	
  Angle for Davit

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Below in Div 22

  
	
  10

  	
   

  	
  Scaffolding for Davit
  installation

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Below in Div 22

  
	
  10C

  	
   

  	
  Davit

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Below in Div 22

  
	
   

  	
   

  	
  Total Specialties

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  11   EQUIPMENT

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  11

  	
   

  	
  Kitchen Equipment

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  By Owner

  
	
  11

  	
   

  	
  VM #24 - Reduce Kitchen
  Equipment

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Vending Equipment

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Dock Leveler &
  Bumpers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Trash Equipment

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  AV Projectors/ Projection
  Screens

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  11

  	
   

  	
  Photography - Professional

  	
   

  	
  16

  	
   

  	
  mo

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Equipment

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  12   FURNISHINGS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  12

  	
   

  	
  Entry Mat - Ground Level

  	
   

  	
  300

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Re-work existing

  
	
  12A

  	
   

  	
  Casework

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  12A Bid Analysis

  
	
  12

  	
   

  	
  Air flow monitors for Fume
  Hoods

  	
   

  	
  3

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  12A

  	
   

  	
  2nd Floor Lab Casework -
  Countertops

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  12A

  	
   

  	
  2nd Floor Lab Casework -
  wall cabinets

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  12A

  	
   

  	
  2nd Floor Lab Casework -
  Shelves

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  12A

  	
   

  	
  3rd Floor Lab Casework -
  Sink

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  12A

  	
   

  	
  Chemical Fume Hoods

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  Eye Wash Stations

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  12A

  	
   

  	
  Peg Boards

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  12

  	
   

  	
  Protection of Epoxy Tops

  	
   

  	
  780

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  12

  	
   

  	
  Division Final Cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  12

  	
   

  	
  toe kick backer for cove

  	
   

  	
  540

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  12

  	
   

  	
  vinyl base at casework

  	
   

  	
  540

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  Total Furnishings

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  



 


23

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  13   SPECIAL
  CONSTRUCTION

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Special Construction

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  14   CONVEYING
  SYSTEMS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  14A

  	
   

  	
  Elevator Award

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL #10

  
	
  14A

  	
   

  	
  PE #1 - Cab Allowance

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  14A

  	
   

  	
  PE #2 - Elevator

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  14A

  	
   

  	
  PE #2 - Cab Allowance

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  14A

  	
   

  	
  FE #3 - Elevator

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  14A

  	
   

  	
  FE #3 - Cab Allowance

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  14A

  	
   

  	
  VM #62 - Use Holeless Hydro

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  14

  	
   

  	
  Protection of Cabs

  	
   

  	
  —

  	
   

  	
  sf

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  14

  	
   

  	
  Composite Crew

  	
   

  	
  —

  	
   

  	
  wks

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  14

  	
   

  	
  Overtime - No LD’s

  	
   

  	
  336

  	
   

  	
  crew
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  3 crews for 1 month

  
	
  14

  	
   

  	
  RFI #86 - Diamond Plate for
  Elevator Floor

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Hard Bid Alternate

  
	
  14

  	
   

  	
  Final Cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Conveying System

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  15   MECHANICAL

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  PLUMBING PIPING

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  GENERAL CONDITIONS

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  MECHANICAL &
  PLUMBING Award

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL #15

  
	
  15A

  	
   

  	
  Secondary Roof Drain
  Overflow

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  SANITARY PIPING

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  VENT PIPING

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  LAB/ACID WASTE PIPING

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  DOMESTIC WATER PIPING

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  VACUUM PIPING

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  AIR PIPING

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  NITROGEN PIPING

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  INSULATION

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Piping Insulation

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Plumbing Fixtures and
  Rough-In

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Industrial Water - 4"
  Up and Capped @ Flrs

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Irrigation on Terraces

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Irrigation Supply Piping

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Heat Tracing

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  MAKE-UP WATER PIPING

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Temporary Plumbing
  (Consumption)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Trench Drains Mechanical
  Rooms

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Trench Drain at Bottom of
  Ramp

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Rework Existing Water

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  



 


24

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  PLUMBING
  EQUIPMENT

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  General equipment - pumps,
  heaters

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15

  	
   

  	
  Evacuated Tube Assemblies

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Not included in GMP

  
	
  15

  	
   

  	
  VM #29A Reduction In Solar
  Hot Water System

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Lab waste neutralization
  skid

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Domestic Water Booster Pump

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Gas Piping

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  VM #28 Delete Rain Water
  Storage System

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Rain Water Storage Tank and
  Piping

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  HVAC
  PIPING

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  HEATING WATER PIPING,
  VALVES, CONN.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  HWP - 4" SCH 40 CS

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  HWRH - 3/4"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  CHILLED WATER PIPING,
  VALVES, CONN.

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  CHWP - 8" SCH 40 CS

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Chiller Vent - 4" CI

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  CONDENSER WATER PIPING 10"

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  CONDENSATE DRAIN - 4"
  CI

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  HVAC PIPING DISTRIBUTION

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Steam Supply - 8" SCH
  40 CS

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Steam Condensate - 4"
  SCH 40 CS

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Refrigerant Piping for
  CRAC’s

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  HVAC Piping Insulation

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15

  	
   

  	
  Firewatch

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  HVAC AIR
  DISTRIBUTION

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15A

  	
   

  	
  Ductwork - Galvanized

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  2nd Floor Lab ductwork -
  galvanized

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  2nd Floor Lab disposable
  module HEPAs

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  2nd Floor Lab Supply
  Air-flow Devices - VAV

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  2nd Floor Lab exhaust
  air-flow devices

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  2nd Floor Lab fume hood
  exhaust air-flow device

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Radial Ductwork Premium

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Ductwork - Aluminum

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Boiler Flue Piping

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Grilles, Registers,
  Diffusers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  15A COWR Unbought

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15

  	
   

  	
  Stainless Steel Duct
  Systems - Allowance - RFI 128

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ALLOWANCE - Material type
  to be determined by IPS

  
	
  15

  	
   

  	
  Fire Dampers Not Shown

  	
   

  	
  15

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  NIC RFI # 74

  



 


25

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  15

  	
   

  	
  Final Connections to
  Process Equipment

  	
   

  	
  120

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  BAS / WON Door Interface

  	
   

  	
  1

  	
   

  	
  PT

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Additional Irrigation
  Supply Piping Not Shown

  	
   

  	
  700

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Additional Heat Tracing
  (Irrig / Ftn / Rooftop, etc.)

  	
   

  	
  375

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Additional Insulation
  (Irrig. / Ftn, etc.)

  	
   

  	
  500

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Carbon Steel Vents Not
  Sized or Finalized on Z3.02/3

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Hard Bid Not in 17A

  
	
  15

  	
   

  	
  Temporary Facilities in
  Cellar Level (Mechanical Only)

  	
   

  	
  —

  	
   

  	
  ea

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  15

  	
   

  	
  Temporary Heat / A/C
  Connections - Nat. Gas, etc.

  	
   

  	
  9

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Temporary C.I. Or PVC for
  Garage Drain Piping

  	
   

  	
  2

  	
   

  	
  wk

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Final C.I. And Supports of
  Garage Drain Piping

  	
   

  	
  2

  	
   

  	
  wk

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  WSSC Monitoring Port (at
  exterior grade)

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Completion of Deaerator
  Piping System

  	
   

  	
  150

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Access Doors

  	
   

  	
  50

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Room Pressure Testing

  	
   

  	
  200

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  HEPA Certification

  	
   

  	
  240

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Mechanical Commissioning -
  ALLOWANCE

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  BAS / PV Array Interface

  	
   

  	
  1

  	
   

  	
  PT

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Core Drilling Existing for
  new work (DCW, Nat. Gas, etc.)

  	
   

  	
  5

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Dual wall cores/link seals

  
	
  15

  	
   

  	
  Duct Offsets at AES System
  Supports and FP Supports

  	
   

  	
  150

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Trapeze Hangers at AES
  System Supports and FP Supp.

  	
   

  	
  50

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Spoils Removal

  	
   

  	
  10

  	
   

  	
  cy

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Overtime - Off Hours Work /
  Shutdowns

  	
   

  	
  365

  	
   

  	
  crew
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Coordinated DWGS Total
  Integration For All Trades

  	
   

  	
  180

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  20 dwgs per sub X 9 subs X
  4 hrs per page x $[***]/hr

  
	
  15

  	
   

  	
  Crossover Fountain Piping
  Required

  	
   

  	
  140

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Plumbing Fixture Caulking

  	
   

  	
  60

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Slab Identification Prior
  to Coring

  	
   

  	
  10

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  HVAC Equipment connections

  	
   

  	
  25

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Plumbing Equipment
  connections

  	
   

  	
  15

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  RFI # 55 - Add Planter
  Drains / Piping

  	
   

  	
  330

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  RFI # 57 - RHTP-2 Not Shown
  (HW Converter)

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  RFI # 66 - Appliance
  Changes, Piping, BFP/VB’s

  	
   

  	
  200

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  4 additional appliance
  hookups - includes piping, valves, etc.

  
	
  15

  	
   

  	
  Ductwork equipment
  connections

  	
   

  	
  10

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  RFI # 82 - Walkable Ceiling
  - Addtn’l Conduit for BAS

  	
   

  	
  1,400

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  



 


26

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  15

  	
   

  	
  Firewatch for Base
  Mechanical

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  15

  	
   

  	
  Firewatch for FF Mechanical

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  15

  	
   

  	
  Final Cleaning for Base
  Mechanical

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  15

  	
   

  	
  SCBA

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Flagmen / Traffic Control
  for Base Mechanical

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  15

  	
   

  	
  Flagmen / Traffic Control
  for Equipment / FF

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  15

  	
   

  	
  Final Cleaning for FF
  Mechanical

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  15

  	
   

  	
  EF-224, EF-47A, EF-47B Not
  Scheduled

  	
   

  	
  3

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  15A - COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  15

  	
   

  	
  RFI # 97 - Deaerators Spec.
  Completion

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  RFI # 98 - RGD’s Spec.
  Completion

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  RFI # 99 - Breechings,
  Chimneys, Stacks Spec. Compl.

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  RFI # 100 - Chiller Spec.
  Completion

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  RFI # 152.2 - Plumbing
  Fixtures

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  RFI # 205 - Urinal Upgrade

  	
   

  	
  4

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  HEPA Replacements for
  Entire Job

  	
   

  	
  75

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  M/E Trailer Set-up

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  (2 carp * 4days * $[***]/hr
  + 2 days removal + Carp truck)

  
	
  15

  	
   

  	
  M/E Trailer Set-Up Material

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Steps/Platforms to trailers

  
	
  15

  	
   

  	
  Evacuated Tubes Alternate

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL # 15 - Accepted ALT

  
	
  15A

  	
   

  	
  Duct Insulation

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  HVAC
  EQUIPMENT

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  Air Handling Units

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Cooling Towers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Exhaust Fans

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Chillers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15

  	
   

  	
  SCBA

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Pumps (3 @ 20 HP, 15, 6
  ea.)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Air Conditioning Units

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Boilers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Condensate Pump - Little
  Giant

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Computer Room Air Conditioners

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Air Terminal Units

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  SSF-1

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  VFD’s

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Motor Starters

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Disconnects

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Genset Piping / Mufflers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Supplemental AC Units

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Stairwell Unit Heating
  Assemblies

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Air Door for Loading Area

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Oil Minder System

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  HX

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  



 


27














 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Electrical Unit Heaters for
  First Floor (Unocc.)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Unit Heaters

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  SAD’s / sound-lining,

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15

  	
   

  	
  Flagmen & Traffic
  Control

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Stair Pressurization System
  - allow

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  CONTROLS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  Building Management System
  and Controls

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Conduit

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Point of Use UPS

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  TAB

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  TESTING AND BALANCING

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Fire
  Protection Piping

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15B

  	
   

  	
  Sprinkler Award

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL #20R1

  
	
  15B

  	
   

  	
  Ordinary Hazard - Lab, FF,
  and M/E/P Spaces

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15B

  	
   

  	
  Dry Pipe - Garage (freeze
  areas)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  15

  	
   

  	
  Heat Tracing of Sprinkler
  Piping (Conn. By 16A)

  	
   

  	
  100

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  15B - Bid Analysis

  
	
  15

  	
   

  	
  Temporary Facilities in
  Cellar Level (Fire Prot. Only)

  	
   

  	
  —

  	
   

  	
  ls

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  15B - Bid Analysis -
  Transfer to Division 1

  
	
  15

  	
   

  	
  FM-200 Systems
  Interconnecting Conduit

  	
   

  	
  4

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  15B - Bid Analysis

  
	
  15

  	
   

  	
  Fire Marshal Time (Life
  Safety / Close-ins / Hydros)

  	
   

  	
  200

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  15B - Bid Analysis

  
	
  15

  	
   

  	
  Support steel above 3rd
  floor ceiling protection

  	
   

  	
  7,500

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Trapeze Hangers / Support
  Steel at Fourth Floor Opening

  	
   

  	
  50

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  15B - Bid Analysis

  
	
  15

  	
   

  	
  Access Doors

  	
   

  	
  15

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  15B - Bid Analysis

  
	
  15

  	
   

  	
  Wet Pipe Systems (under
  coverage piping, minor relocations, etc.)

  	
   

  	
  450

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  15B - Bid Analysis

  
	
  15

  	
   

  	
  Wet Pipe Systems (3rd floor
  above ceiling protection & aesthetic changes to PEG layout, etc.)

  	
   

  	
  4,660

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Dry Pipe Systems (under
  beam coverage - additional feeds per RFI)

  	
   

  	
  1,375

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  Core Drilling Existing for
  new work (Water Supply)

  	
   

  	
  2

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  15B - Bid Analysis

  
	
  15

  	
   

  	
  Overtime - Off Hours Work /
  Shutdowns

  	
   

  	
  300

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  15B - Bid Analysis

  
	
  15

  	
   

  	
  Slab Identification Prior
  to Coring

  	
   

  	
  3

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  15B - Bid Analysis

  
	
  15

  	
   

  	
  Final Cleaning for Fire
  Protection

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  15B - Bid Analysis -
  Transfer to Division 1

  
	
  15

  	
   

  	
  Montgomery County Burn
  Permit

  	
   

  	
  2

  	
   

  	
  yr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  15B - Bid Analysis

  



 


28

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  15

  	
   

  	
  Flagmen / Traffic Control
  for Fire Protection

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  15B - Bid Analysis - Transfer
  to Division 1

  
	
  15

  	
   

  	
  Material Escalation

  	
   

  	
  —

  	
   

  	
   

  	
  %

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  not required

  
	
  15B

  	
   

  	
  FM-200/Pre-Action System

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Mechanical

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  16   
  ELECTRICAL

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Lighting &
  Branch

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  Interior lighting raceways
  and wiring

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  ELECTRICAL

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL #16

  
	
  16A

  	
   

  	
  1.5" Conduit

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  2" Conduit

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  MC Cable

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Junction boxes

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Install & Wire
  Interior Fixtures - 600V #10, #12

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Install Exterior Light
  Fixture

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  F&I Light Pole Bases

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  F&I Exterior
  underground conduit & Wire

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Light Fixtures - Furnish
  only

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Lighting Control System

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Wiring
  Devices & Branch

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  Convenience
  Outlets & Branch Wiring

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  1" Conduit

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  1.5" Conduit

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  2" Conduit

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  MC Cable

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Conduit Premium

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Junction boxes

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Device wiring - 600V #10,
  #12

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Devices

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Tele/Data
  Communications

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  16G is
  below

  
	
  16A

  	
   

  	
  Vertical &
  Horizontal Cabling

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Servers &
  Telephone Equipment

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Empty Raceways &
  String

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Cable tray / Basket

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  1" Conduit

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  2" Conduit

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Electrical
  Unbought Scope

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16A

  	
   

  	
  Vault Transformers

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Incoming Primary Cabling

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Secondary Cabling

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Utility Company Back
  charges

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  4000amp, 460v Main
  Switchboard

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
																



 


29

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Riser Equipment &
  Feeders

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Panel boards

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  100A

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  200A

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  225A

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  400A

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  600A

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  800A

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  1600A

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Transformer 30KVA

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Transformer 45KVA

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Transformer 75KVA

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  4"-6" Conduit

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  2"-3" Conduit

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  2" Conduit (Spare)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  2.5" Conduit (Spare)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  4" Conduit (Spare)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  A/V and LAN Rough-in

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Temporary Light &
  Power (By Owner)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  16A - COWR - Unbought

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  16

  	
   

  	
  Security Distribution
  Conduit Required

  	
   

  	
  4,300

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ARL #16

  
	
  16

  	
   

  	
  Data / Telecom Distribution
  Conduit Required

  	
   

  	
  170

  	
   

  	
  runs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  AV / CCTV Distribution
  Conduit Required

  	
   

  	
  2,000

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  F/A Interconnecting Conduit
  Required

  	
   

  	
  300

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Irrigation Distribution
  Conduit Required

  	
   

  	
  700

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Sump Heater CKTS

  	
   

  	
  3

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Shades CKTS

  	
   

  	
  22

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Shades Low Voltage Wiring

  	
   

  	
  22

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Maglock CKTS (Not on
  Siemens Low Voltage Power)

  	
   

  	
  53

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Fire Dampers Not Shown
  (Wiring)

  	
   

  	
  15

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Final Connections to
  Process Equipment

  	
   

  	
  12

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  WON Door Interconnecting
  Conduit

  	
   

  	
  100

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Heat Tracing CKTS (Irrig /
  Ftn / Rooftop, etc.)

  	
   

  	
  3

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Temporary Facilities in
  Cellar Level Electrical Only)

  	
   

  	
  —

  	
   

  	
  ls

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  16

  	
   

  	
  Temporary Heat / A/C
  Connections - Electric, Brkrs, Disc

  	
   

  	
  9

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Conduit for Oil Minder
  Systems

  	
   

  	
  200

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Access Doors

  	
   

  	
  30

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Receptacle Conflicts

  	
   

  	
  50

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Electrical Equipment
  connections

  	
   

  	
  25

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  CIP Feed Not Scheduled
  (Feed, Breaker, Conduit)

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  



 


30

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  16

  	
   

  	
  Disconnects (Furnish and
  Install Loose)

  	
   

  	
  5

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Interconnecting Sectional
  AHU (Power and Lighting)

  	
   

  	
  12

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Power for Remote BAS Panels

  	
   

  	
  8

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Power for Remote Security
  Panels

  	
   

  	
  7

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Power for Remote XFMR Cans
  (BAS Controls)

  	
   

  	
  4

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Blank-Off Remote
  Annunciator (Sheetmetal Cap)

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Electrical Commissioning -
  ALLOWANCE

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Core Drilling Existing for
  new work (F/A, Tele/Data, etc.)

  	
   

  	
  3

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Spoils Removal

  	
   

  	
  10

  	
   

  	
  cy

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Overtime - Off Hours Work /
  Shutdowns

  	
   

  	
  530

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Crossover Fountain Wiring
  Required

  	
   

  	
  100

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Slab Identification Prior
  to Coring

  	
   

  	
  5

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Temporary Power for
  Specialty Equipment (Shot Blast)

  	
   

  	
  32

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Connect to Schindler
  Elevator Security (F/A)

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  2 pts at $[***]/ea

  
	
  16

  	
   

  	
  RFI # 65 - Isolator JB and
  Conduit Homerun (no power)

  	
   

  	
  2

  	
   

  	
  runs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  RFI # 65 - Electric Feeds
  not shown

  	
   

  	
  1,120

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  RFI # 73 - LY0190A’s
  Location

  	
   

  	
  60

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  RFI # 85 - Power for
  Revised Door in SK

  	
   

  	
  1

  	
   

  	
  ckt

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Final Cleaning for Base
  Electrical

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  16

  	
   

  	
  Flagmen / Traffic Control
  for Base Electrical

  	
   

  	
  —

  	
   

  	
  wk

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  16

  	
   

  	
  Final Cleaning for FF
  Electrical

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  16

  	
   

  	
  EF-224, EF-47A, EF-47B Not
  Scheduled

  	
   

  	
  3

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  16A - COWR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  16

  	
   

  	
  Conduit Scheduled for ENT -
  Run in EMT

  	
   

  	
  12,000

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Loose Disconnects for VAV’s

  	
   

  	
  37

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Control and FA Connection
  for H/T

  	
   

  	
  2

  	
   

  	
  pts

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  RFI # 132

  
	
  16

  	
   

  	
  RFI # 210 - Elec. Feeds
  Rev. # 3

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16

  	
   

  	
  Additional PEPCO Lighting

  	
   

  	
  2

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Addtn’l Pole and Bases (we
  have 9 total)

  
	
  16

  	
   

  	
  Trough Extension Due to
  PEPCO C/T

  	
   

  	
  6

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16A

  	
   

  	
  EPO Button in Phase 1

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Measurement and
  Verification System

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  VM#1 - Delete Electrical
  Measurement Verification

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Sub-metering of future
  Tenant space

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  



 


31

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Emergency
  Generator & Distribution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  275kva Natural Gas Generator

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  880 kW Natural Gas
  Generation

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  LS Transfer Switch (200amp)
  ATS-1

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  LR Transfer Switch (400amp)
  ATS-2

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Automatic Transfer Switches

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  ATS 4 & 5 (200
  Amp)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  ATS-3 (800 Amp)

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  UPS 60 KVA

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Lightning
  Protection & Grounding

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  16A

  	
   

  	
  Building Lightning
  Protection System

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Electric Service Grounding
  System

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Telephone Riser Grounding
  System

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  TVSS Protection System

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Fire Alarm
  System

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  16A

  	
   

  	
  Modification / Expand Phase
  1 FACP

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Smoke Control Panel

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Addressable Voice
  Evacuation System

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  New Annunciator Panel

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Fire Alarm System Conduit

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Mechanical
  Equipment Wiring

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  16A

  	
   

  	
  250 Ton Chiller Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  20hp CHW Pump Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  275-Ton Cooling Tower Cell
  Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Cooling Tower Sump Heater
  Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Condenser Water Heat
  Tracing Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  15hp CW Pump Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Heat Recovery Wheel Motor
  Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Air Handler Unit Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Fan Powered VAV Box
  Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  VAV Box Electric Reheat
  Coil Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  General and MEP Exhaust Fan
  Connections

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Misc. Unit Heaters

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Steam & Hot Water
  Boiler Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Elevator Sump Pump
  Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  



 


32














 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Elevator Cab Light
  Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Elevator Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  BAS Control Panel / Damper
  Connections

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Irrigation Pump Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Air Compressor Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Vacuum Pump Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  VFD Installation

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Starter Installation/
  Disconnect

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  5 HP HW Reheat Pump
  Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  ACU/CRAC Unit Connections

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Sidestream Filter
  Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Effluent pH System
  Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Sump Power Connections

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Domestic HW Pump Booster
  Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Domestic Water Pump Booster
  Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Motorized Roll Up Door
  Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Motorized Lift Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Triplex Motor Power
  Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  VM #56 - Reduce Quantity of
  Disconnects

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  FRAC HP Re-Circ Pump Power
  Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Duct Smoke Detectors
  Connection

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Temporary
  Power

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  16A

  	
   

  	
  Temporary Power &
  Light

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16B

  	
   

  	
  Power to Tower Crane -
  Connect/Disconnect

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Mona

  
	
  16C

  	
   

  	
  Temporary Power from Phase
  1 to Shed

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  F.B.H

  
	
  16C

  	
   

  	
  Submetering of Phase 1

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  PCO #04

  
	
  16

  	
   

  	
  Extension of Trailer
  Tele/Data Wiring

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Additional Stations

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Electrical

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  16G

  	
   

  	
  Photovoltaic
  Array

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Includes VM #27A. Vermont
  Solar is not bondable and does not meet insurance req’ts.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  16E

  	
   

  	
  Security
  Controls

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  16F

  	
   

  	
  Data /
  Telecom

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
																	



 


33

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  17

  	
   

  	
  Phase 1
  Modifications for Temporary Access

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Div 9 - Phase 1
  Modifications

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  08B

  	
   

  	
  Curtain Wall Mods

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Service
  Glass

  
	
  08B

  	
   

  	
  Concrete Walkway

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  AMA -
  Concrete

  
	
  17

  	
   

  	
  Remaining Temp Mods in ARL
  #9

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Div 16

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  16

  	
   

  	
  Fire Alarm Panel

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Incl
  Above

  	
   

  	
  Included as Shown

  
	
  16

  	
   

  	
  Fire Alarm Annunciator
  Panel

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Incl
  Above

  	
   

  	
  Included as Shown

  
	
  16

  	
   

  	
  Smoke Control Panel

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Incl
  Above

  	
   

  	
  Included as Shown

  
	
  16

  	
   

  	
  Modify Phase 1 FA
  components

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Incl
  Above

  	
   

  	
  Included as Shown

  
	
  16

  	
   

  	
  Duct Smoke Detectors

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  None Shown

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Phase 1 Modifications

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  22   Allowances/Addenda

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  22

  	
   

  	
  Bio-Wall Demo/Construction

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Demo, Power, HVAC, etc.

  
	
  22

  	
   

  	
  Light Fixtures - Furnish
  only

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in 16A

  
	
  16G

  	
   

  	
  Photovoltaic Array -
  Furnish and Install

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  Included Above

  
	
  22

  	
   

  	
  Voice and Data - Cabling
  and Terminations

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  Included Above in 16F

  
	
  22

  	
   

  	
  AV and TV systems - wiring,
  equipment, devices and screens

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  Security system - wiring
  and devices

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  Included Above in 16E

  
	
  22

  	
   

  	
  Signage - Interior and
  Exterior - code req’d included

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Also Includes RFI #150, 169

  
	
  22

  	
   

  	
  VM #36 - Owner to Furnish
  Seat Elements

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  22

  	
   

  	
  Embeds / Bases for Site
  Art.

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  22

  	
   

  	
  Exterior site - Art
  Elements (Electronic and Physical)

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  By Owner: UL Certification,
  Setting of Art, Purchase

  
	
  22

  	
   

  	
  Phase 1 Entrance Vestibule
  Modifications

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  S.S. Panels, Cabling
  Re-work, Ductwork, rainleader work, Ceiling rework, etc.

  
	
  22

  	
   

  	
  Addendum #12 Issuance to
  Awarded Contracts

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  PCO #13 - Alt B for stair
  towers is included

  
	
  22

  	
   

  	
  Addendum #13 Issuance to
  Awarded Contracts

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  PCO #15

  
	
  22

  	
   

  	
  Addendum #14 - Mock-up

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  PCO #16

  
	
  22

  	
   

  	
  Addendum #15

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  22

  	
   

  	
  WSSC - Modification to
  Drawings

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  22

  	
   

  	
  Signal Amplification System

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  RFI # 88

  
	
  22

  	
   

  	
  Signal Amplification System
  Patching of Drywall

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  22

  	
   

  	
  Addendum #16

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  22

  	
   

  	
  RFI#65 - Electrical Feeds
  to be determined

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in Division 16

  
	
  22

  	
   

  	
  ASK-001 DPS changes from
  IPS

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included with Addendum 16

  



 


34

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT COST

  	
   

  	
  GMP TOTAL

  	
   

  	
  Comments

  	 

	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	 

	
  22

  	
   

  	
  Fire Watch for Phase 1 FA
  Modifications

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in Division 1

  	 

	
  22

  	
   

  	
  MD State sales tax increase

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	 

	
  22

  	
   

  	
  RFI 93: Change in Clg tile
  grid

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in award

  	 

	
  22

  	
   

  	
  Angle for Davit

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	 

	
  22

  	
   

  	
  Scaffolding for Davit
  installation

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	 

	
  22

  	
   

  	
  Davits

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	 

	
  22

  	
   

  	
  Sound Testing - STC Ratings

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	 

	
  22

  	
   

  	
  Insurance Related
  Deductibles

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	 

	
  22

  	
   

  	
  Fire Rated wall conflicts

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in Division 9

  	
   

  
	
  22

  	
   

  	
  Independent Testing (Stone,
  Soils, Sealants, Landscaping, etc...)

  	
   

  	
  1

  	
   

  	
  allow

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	 

	
  22

  	
   

  	
  Ceiling conflicts

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in Division 9

  	
   

  
	
  22

  	
   

  	
  RFI # 238 thru end

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Excluded, No responses
  included post 5/16/08

  	
   

  
	
  22

  	
   

  	
  Process equipment start up,
  install, assembly, connections, delivery, rigging, etc...

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  Separate Allowance - See
  Exhibit D and Summary

  	 

	
   

  	
   

  	
  Total Allowances/Addenda

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	 




 


35

















 


United
Therapeutics Phases 2A


10/14/2008
revised GMP


Fill
Finish Detail


 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  GMP

  QUANTITY

  	
   

  	
  UNIT

  	
   

  	
  GMP
  UNIT

  COST

  	
   

  	
  GMP
  Total

  	
   

  	
  COMMENTS

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  1   GENERAL
  REQUIREMENTS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  2   SITEWORK

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  3   CONCRETE

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  03A

  	
   

  	
  equipment pads

  	
   

  	
  —

  	
   

  	
  sf

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  3

  	
   

  	
  locker bases

  	
   

  	
  40

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  3

  	
   

  	
  dyke exterior of water room

  	
   

  	
  170

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  3

  	
   

  	
  dyke interior of water room

  	
   

  	
  130

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  3

  	
   

  	
  dyke exterior of mechanical
  floors

  	
   

  	
  450

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  3

  	
   

  	
  dyke interior of mechanical
  floors

  	
   

  	
  330

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  3

  	
   

  	
  inertia bases - pumps/fans

  	
   

  	
  5

  	
   

  	
  cy

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  3

  	
   

  	
  misc grouting

  	
   

  	
  160

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  3

  	
   

  	
  form pit for pit scale

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  3

  	
   

  	
  site final cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Concrete

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  4   MASONRY

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  sleeves for shaft
  penetrations

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Masonry

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  5   STEEL &
  METALS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  elevator pit ladders

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  05A

  	
   

  	
  stairs

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  05A

  	
   

  	
  handrail, stairs and
  landings/platforms

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  05A

  	
   

  	
  handrail, edge of opening
  to walkable ceiling, edge of raised mech area

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  05B

  	
   

  	
  rail inside glass exterior
  wall

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  05A

  	
   

  	
  steel grating

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  05A

  	
   

  	
  minor access platform at
  WFI tank - framing

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  05A

  	
   

  	
  ships ladder

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  5

  	
   

  	
  misc steel at slab
  penetrations

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  Carried in BB Div 5

  
	
  5

  	
   

  	
  safety floor openings /
  shafts

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Carried in BB Div 5

  
	
  05A

  	
   

  	
  pipe bollards

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  5

  	
   

  	
  misc steel for equipment
  lifting, hoists

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Carried in BB Div 5

  
	
  17

  	
   

  	
  heat exchanger supports

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  In Div 17

  
	
  13

  	
   

  	
  Add’l supports for items
  mounted to MPS Panels

  	
   

  	
  9

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15A

  	
   

  	
  steel supports for LAFs

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  5

  	
   

  	
  embeds for pit scale

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  5

  	
   

  	
  site final cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  5

  	
   

  	
  fire watch

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  5

  	
   

  	
  Small tank platform at WFI
  tank

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  5

  	
   

  	
  Small tank platform at USB
  tank

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  5

  	
   

  	
  material fence

  	
   

  	
  80

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Steel & Metals

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  6   WOOD &
  PLASTICS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Wood & Plastics

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  7   THERMAL &
  MOISTURE PROTECTION

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  7

  	
   

  	
  building skin openings for
  equipment installation

  	
   

  	
  2

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  7

  	
   

  	
  interior caulking

  	
   

  	
  26,580

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  7

  	
   

  	
  fire stopping / caulking

  	
   

  	
  26,580

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  7

  	
   

  	
  site final cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Total Thermal & Moisture Protection

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  8   
  DOORS & WINDOWS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  metal doors, frames,
  hardware, single leaf

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  06A

  	
   

  	
  metal doors, frames,
  hardware, double leaf

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  13A

  	
   

  	
  panel system door, single
  leaf

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  13A

  	
   

  	
  panel system door, double
  leaf

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  13

  	
   

  	
  interlocks / maglocks

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  13

  	
   

  	
  door position switches on
  panel system door leaves

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  16E

  	
   

  	
  card key / security

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  13A

  	
   

  	
  panel system window

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  



 


36

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  GMP

  QUANTITY

  	
   

  	
  UNIT

  	
   

  	
  GMP
  UNIT

  COST

  	
   

  	
  GMP
  Total

  	
   

  	
  COMMENTS

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  6

  	
   

  	
  site final cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Doors & Windows

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  9   FINISHES

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Walls

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13A

  	
   

  	
  panel system walls

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  13A

  	
   

  	
  misc openings in panels (or
  premium for airwall)

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  13

  	
   

  	
  panel system access doors
  for condensate coolers

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09A

  	
   

  	
  drywall partitions

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09A

  	
   

  	
  drywall one side

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09A

  	
   

  	
  drywall one side -
  perimeter mech areas

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09A

  	
   

  	
  skim coat

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  9

  	
   

  	
  blocking/backing

  	
   

  	
  200

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  per foot of wall - three
  lines

  
	
  9

  	
   

  	
  site final cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  9

  	
   

  	
  protection of finishes

  	
   

  	
  0

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Ceilings

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13A

  	
   

  	
  panel system ceilings

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  13A Bid Analysis

  
	
   

  	
   

  	
  13A - COWR Contingency

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  13

  	
   

  	
  additional recessed utility
  panels openings

  	
   

  	
  5

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Access Doors

  	
   

  	
  20

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  panel-built pipe chases to
  enclose exposed pipe

  	
   

  	
  6

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  permanent fall protection
  at ceiling perimeter

  	
   

  	
  150

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  13A - COWR Unbought Scope

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  13

  	
   

  	
  Revisions per ASK-001
  3/5/2008

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Low wall return at wrapping
  area 326

  	
   

  	
  160

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Bulkhead/wall panels around
  terminal sterilizer

  	
   

  	
  100

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Bulkhead/wall panels around
  component washer

  	
   

  	
  160

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Bulkhead/wall panels around
  component sterilizer

  	
   

  	
  50

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Bulkhead/wall panels around
  vial washer & tunnel

  	
   

  	
  100

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Bulkhead/wall panels around
  lyo

  	
   

  	
  20

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Bulkhead/wall panels around
  BFS

  	
   

  	
  100

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Bulkhead/wall panels around
  face of cold room 318

  	
   

  	
  50

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Bulkhead/wall panels around
  face of cold room 349

  	
   

  	
  50

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  face trim for LAFs to mate
  with ceiling panels

  	
   

  	
  6

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  LAF softwalls

  	
   

  	
  90

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Additional power/conduit
  for interlocks

  	
   

  	
  10

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  HEPA housing mounting
  brackets

  	
   

  	
  71

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  SS Corner guards (low cost,
  not custom)

  	
   

  	
  48

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Additional laminate for
  walls shown painted

  	
   

  	
  600

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  GWB wall prep/priming for
  plastic

  	
   

  	
  5,880

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Curb/support for
  floor-standing control panels standing in MPS wall chase

  	
   

  	
  100

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Door position switches

  	
   

  	
  68

  	
   

  	
  leaves

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Cleanroom caulking of
  details by mechanical, electrical, sprinkler...

  	
   

  	
  160

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Fall protection for leading
  edge during equipment installation/partial ceiling period

  	
   

  	
  100

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Overtime - Off Hours Work /
  Equipment Coordination 5x10x8x30 (premium only)

  	
   

  	
  400

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  13

  	
   

  	
  Final Cleaning

  	
   

  	
  —

  	
   

  	
  hrs

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  13

  	
   

  	
  Flagmen / Traffic Control

  	
   

  	
  —

  	
   

  	
  hrs

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  13

  	
   

  	
  Protection of Walls/Doors

  	
   

  	
  —

  	
   

  	
  sf

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  13A

  	
   

  	
  HEPA/light openings in
  panels

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  13A

  	
   

  	
  isolator openings in
  ceiling panels

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  13A

  	
   

  	
  LAF openings in ceiling
  panels

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15B

  	
   

  	
  panel ceiling sprinkler
  head assembly

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  cleanroom grid

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  drywall ceiling

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09A

  	
   

  	
  ACT / grid ceiling

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Paint

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09G

  	
   

  	
  paint “ceiling” / underside
  of structure

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09G

  	
   

  	
  paint structure columns,
  beams, etc

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09G

  	
   

  	
  paint stairs, railings,
  platforms

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09G

  	
   

  	
  epoxy paint (water based) -
  ceilings

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09G

  	
   

  	
  epoxy paint (water based) -
  walls

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  



 


37

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  GMP

  QUANTITY

  	
   

  	
  UNIT

  	
   

  	
  GMP
  UNIT

  COST

  	
   

  	
  GMP
  Total

  	
   

  	
  COMMENTS

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  09G

  	
   

  	
  block filler

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09G

  	
   

  	
  paint - block walls

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09G

  	
   

  	
  VM #8 - Cleanable
  Surface & Stairs - Block filler & Laytex Paint

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09G

  	
   

  	
  paint - perimeter mech
  areas

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09G

  	
   

  	
  paint exposed piping, mech,
  sprinkler

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Wall
  covering

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  13A

  	
   

  	
  plastic sheet face for
  drywall -mtl/comp staging

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09G

  	
   

  	
  primer for above

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Flooring

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09C

  	
   

  	
  floor preparation

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09C

  	
   

  	
  epoxy flooring

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  9

  	
   

  	
  temporary floor protection

  	
   

  	
  —

  	
   

  	
  sf

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  09D

  	
   

  	
  VCT

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09D

  	
   

  	
  vinyl base

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  09G

  	
   

  	
  concrete sealer/paint

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Finishes

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  10   SPECIALTIES

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  lockers, stainless steel

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  fire extinguishers, ss
  cabinet

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  06A

  	
   

  	
  changing room mirrors

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  10

  	
   

  	
  interior signage

  	
   

  	
  59

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  05B

  	
   

  	
  gowning benches

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  See 05B COWR base building

  
	
  10

  	
   

  	
  SS supply cabinet

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  10

  	
   

  	
  SS tables

  	
   

  	
  2

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  05B

  	
   

  	
  stainless sani rail

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  10

  	
   

  	
  ss corner guards

  	
   

  	
  4

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  10

  	
   

  	
  Changing room stalls

  	
   

  	
  2

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  10

  	
   

  	
  site final cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Specialties

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  11   EQUIPMENT

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  LAF 1

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  15A

  	
   

  	
  LAF 2

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  15A

  	
   

  	
  LAF 3

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  15A

  	
   

  	
  LAF 4 not yet shown

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  11

  	
   

  	
  process equipment

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  11

  	
   

  	
  process equipment delivery
  and rigging

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  11

  	
   

  	
  Additional Cooling/ Heating
  for equipment

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  11

  	
   

  	
  Landing Platform for
  Equipment

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  11

  	
   

  	
  Process Equipment Set by
  17B

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  11

  	
   

  	
  Security Services

  	
   

  	
  8

  	
   

  	
  months

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Assumed 8 Mos, at non
  occupied times, unarmed

  
	
  11

  	
   

  	
  process equipment
  installation, assembly, connections

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  15

  	
   

  	
  Mechanical Connections to
  Process Equipment

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  15

  	
   

  	
  Duct Connections to
  Isolators

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  17

  	
   

  	
  Process Piping Connections
  to Equipment

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  11

  	
   

  	
  Installation &
  assembly of WT Procured Equipment Unassigned

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  17

  	
   

  	
  Installation & assembly
  of WT Procured Equipment in div 17

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  17C

  	
   

  	
  process equipment controls

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  CP 343 only (WFI &
  USP controls & instruments)

  
	
  11

  	
   

  	
  process equipment startup
  for UT Supplied Equipment

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  



 


38














 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  GMP

  QUANTITY

  	
   

  	
  UNIT

  	
   

  	
  GMP
  UNIT

  COST

  	
   

  	
  GMP
  Total

  	
   

  	
  COMMENTS

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  15

  	
   

  	
  Process Equipment Start-up
  for Mech Systems for WT Procured Equip

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  17

  	
   

  	
  Process Equipment Start-up
  for WT Procured Equipment

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
   

  	
   

  	
  process equipment
  validation

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  11

  	
   

  	
  photography &
  video

  	
   

  	
  8

  	
   

  	
  mo

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  15

  	
   

  	
  site final cleaning

  	
   

  	
  —

  	
   

  	
  ls

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  15

  	
   

  	
  flagmen

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  15

  	
   

  	
  traffic control

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
   

  	
   

  	
  2nd Floor Lab Equipment not
  included (fume hoods, laminar flow hoods, flammable storage cabinets,
  autoclaves, refrigerators, incubators, free-standing shelving and cabinets)

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  02C

  	
   

  	
  Additional surveying for
  Critical equipment

  	
   

  	
  48

  	
   

  	
  crew
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Equipment

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  12   FURNISHINGS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  12A

  	
   

  	
  casework, ss base and
  countertop, no wall cabinets or shelving

  	
   

  	
  —

  	
   

  	
  lf

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  12A

  	
   

  	
  ss sinks in countertop

  	
   

  	
  —

  	
   

  	
  ea

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  12A

  	
   

  	
  ss sinks freestanding with
  drainboard

  	
   

  	
  —

  	
   

  	
  ea

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Furnishings

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  13   SPECIAL
  CONSTRUCTION

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  coldrooms

  	
   

  	
  0

  	
   

  	
  ea

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
   

  	
   

  	
  fume hoods

  	
   

  	
  0

  	
   

  	
  ea

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
   

  	
   

  	
  security systems, card
  readers, cctv

  	
   

  	
  0

  	
   

  	
  ea

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  By Owner

  
	
  13

  	
   

  	
  RFI # 163 - Additional
  Plastic Wall Partitions

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  Total Special Construction

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  14   CONVEYING
  SYSTEMS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  FE #3 - elevator

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  Included in Base Building

  
	
  14A

  	
   

  	
  special elevator security

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  14A

  	
   

  	
  special elevator security

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  14A

  	
   

  	
  upgrade cab finishes for
  cleanability

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  14

  	
   

  	
  1st floor hydraulic lift

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Removed from Project

  
	
  14

  	
   

  	
  Elevator Operator

  	
   

  	
  1040

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  14

  	
   

  	
  site final cleaning

  	
   

  	
  —

  	
   

  	
  hr

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  14

  	
   

  	
  watchmen/security

  	
   

  	
  n/a

  	
   

  	
  ea

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in Div 11

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Conveying System

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  15   MECHANICAL

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  PLUMBING
  PIPING

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  sanitary waste, cast iron

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  sanitary vent

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  sanitary waste connections
  / drains

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  trap priming

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  process waste

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  process waste - vent

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  process waste and vent

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  2nd Floor Lab process waste
  behind sinks

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  process waste
  connection/drain

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  trap priming

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  clearwater waste AHU
  condensate

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  clearwater waste AHU
  condensate

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  clearwater waste
  connections

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  quench pots for hot
  discharge small

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  quench pots for hot
  discharge large

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  tempered water

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  tempered water -
  thermostatic valve

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  tempered water - pump

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  tempered water - small tank

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  cold potable / non-potable
  water

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  cold water connections

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
																



 


39

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  GMP

  QUANTITY

  	
   

  	
  UNIT

  	
   

  	
  GMP
  UNIT

  COST

  	
   

  	
  GMP
  Total

  	
   

  	
  COMMENTS

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  hot potable / non-potable
  water

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  hot water connections

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  water heater

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  hot Water Circulation Pump

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  backflow preventors

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  small backflow preventors

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  vacuum

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  vacuum exhaust

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  BFS Vacuum System

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  Compressed Air, brazed
  copper

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17B

  	
   

  	
  compressed air point of use
  filter station (Z2.11F)

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  air compressor system

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  nitrogen, brazed copper

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  nitrogen manifold /
  regulator / rack assembly

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  17B

  	
   

  	
  nitrogen point of use
  station (Z2.13F)

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15

  	
   

  	
  Firewatch

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  Included in B.B. award

  
	
  15

  	
   

  	
  site / final cleaning

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  Included in B.B. award

  
	
  15

  	
   

  	
  temporary plumbing
  (consumption)

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  By Owner

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  PLUMBING
  EQUIPMENT

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  shower / eyewash, lab /
  mech space

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  shower / eyewash, cleanroom

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  Lab waste neutralization
  skid

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  HVAC
  PIPING

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  reheat, large approx 4"

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  reheat, med approx 2 &
  1 1/2"

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  reheat, small approx 1"
  and smaller

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  reheat connections

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  chilled water, main approx
  8"

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  chilled water, large approx
  4"

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  chilled water, small approx
  1 1/2" 

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  chilled water connections

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  steam and condensate, large
  approx 4"

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  steam and condensate,
  approx 2"

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  steam and condensate, 1"
  sch 80 thrd

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  prv for low pressure
  preheat

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  steam/cond connections

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15

  	
   

  	
  Firewatch

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in B.B. award

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Piping
  Insulation - HVAC, Plumbing, Process

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  2" and smaller
  insulation

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  3" and 4"
  insulation

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  6" and 8"
  insulation

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  cleanroom grade insulation

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  HVAC AIR
  DISTRIBUTION

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  ductwork - galvanized 

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  ductwork - stainless

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  duct insulation 

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15

  	
   

  	
  autoclave / canopy Hoods

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  disposable module HEPAs

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Supply Air-flow Devices
  -  VAV w/ RHC

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Supply Air-flow Devices
  -  VAV box

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  exhaust air-flow devices

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  autoclave/washer/fume hood
  exhaust air-flow devices

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  separate reheat coils

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  separate AMD

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  HVAC
  EQUIPMENT

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  MAU 4-1

  	
   

  	
  n/a

  	
   

  	
  cfm

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  AHU 4-2

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  AHU 4-3

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  AHU 4-4

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  AHU 4-5

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  AHU 4-6

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  AHU 4-7

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  FCUs for mechanical areas

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  AHU 4-9

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  



 


40

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  GMP

  QUANTITY

  	
   

  	
  UNIT

  	
   

  	
  GMP
  UNIT

  COST

  	
   

  	
  GMP
  Total

  	
   

  	
  COMMENTS

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Duct Smoke Detectors

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  RAF - 4 - 2

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  RAF - 4 - 3

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  RAF - 4 - 4

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  RAF - 4 - 5

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  RAF - 4 - 6

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  RAF - 4 - 7

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  RAF - 4 - 9

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  EF - 4 - 2

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  EF - 4 - 4

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  EF - 4 - 6

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  EF 1

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  EF 2

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  EF 3

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  EF 4

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  EF 5

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  EF 6

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  EF 7

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  EF 8

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  EF 9

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  EF 10

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  EF 11

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  EF 12

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Sound Attenuators

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  process chilled water
  system - secondary chiller / economizer heat exchanger for low load

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Variable Frequency Drives

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Misc motor Starters and
  Disconnects

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Vibration Isolation

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  mechanical equipment
  rigging

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  Core Drilling/Sawcutting

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  spill containment, special
  fire protection for lyo

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  not included at this time

  
	
  15A

  	
   

  	
  Coordination Drawings

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  heat recovery system -
  coils, pipe, and pump

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  none

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  CONTROLS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  BAS for cleanrooms

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  BAS for cleanroom support

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
   

  	
  BAS for remainder of FF

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  TAB

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15A

  	
   

  	
  Test & Balance

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  15

  	
   

  	
  isolator exhaust duct leak
  testing

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in B.B. award

  
	
  15

  	
   

  	
  Room Pressure Testing

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in B.B. award

  
	
  15

  	
   

  	
  HEPA certification

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in B.B. award

  
	
  15

  	
   

  	
  mechanical commissioning

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in B.B. award

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Process
  Piping

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17B

  	
   

  	
  Process Piping Award

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  [***]

  	
   

  	
  17A Bid Analysis

  
	
  17B

  	
   

  	
  USP use points

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17B

  	
   

  	
  USP valves, instruments

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  USP generation

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  17B

  	
   

  	
  WFI orbitally welded
  sanitary tube

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17B

  	
   

  	
  WFI use points

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17B

  	
   

  	
  WFI  inline and sample valves

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17B

  	
   

  	
  WFI coolers (assembly with
  HX and 4 valves)

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17B

  	
   

  	
  WFI cooler controllers

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  WFI generation (still,
  tank, pump, loop heater HX...)

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  17B

  	
   

  	
  clean steam orbitally
  welded sanitary tube

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17B

  	
   

  	
  clean steam use point

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17B

  	
   

  	
  clean steam condensate
  points

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17B

  	
   

  	
  clean steam condensate

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17B

  	
   

  	
  misc drains, rupture disk
  vents

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17B

  	
   

  	
  clean steam regulators

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  clean steam generation

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  17B

  	
   

  	
  process transfer orbitally
  welded sanitary tube

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17B

  	
   

  	
  process transfer line
  valves

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
															



 


41

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  GMP

  QUANTITY

  	
   

  	
  UNIT

  	
   

  	
  GMP
  UNIT

  COST

  	
   

  	
  GMP
  Total

  	
   

  	
  COMMENTS

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  17B

  	
   

  	
  utility panels

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17B

  	
   

  	
  CIP system piping

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17B

  	
   

  	
  CIP valves

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17B

  	
   

  	
  CIP hoses

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17

  	
   

  	
  CIP system return pumps

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
  All Equipment in FFEA - See
  Exhibit D

  
	
  17B

  	
   

  	
  process vents to roof

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  17

  	
   

  	
  equipment & tank
  trim and connections drain, vent, filter etc lines field-built (probably not
  included in vendor/equipment installation budget)

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  17B

  	
   

  	
  sample point drain funnel
  assemblies

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
  17B - COWR Contingency

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  17

  	
   

  	
  Techlite insulation in
  clean rooms

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  additional hose length 44
  hoses x 2+ ft

  	
   

  	
  100

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  add sample valve to XV20504

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  add stainless/clean details
  to chilled water/drain connections at 3 POU heat exchangers

  	
   

  	
  3

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  Potential
  revised/additional venting to roof

  	
   

  	
  1,000

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
  17B - COWR Unbought Scope

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  17

  	
   

  	
  Recessed utility panels
  stainless assembly

  	
   

  	
  3

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  Clean steam use point plate
  stainless assembly

  	
   

  	
  1

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  Clean gas/filter use point
  plate stainless assembly

  	
   

  	
  8

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  Additional clean regulators
  (3 scheduled, 8 shown)

  	
   

  	
  5

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  compressed air and nitrogen
  drop from above ceiling 8 locations

  	
   

  	
  80

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  misc steel stands for HXs
  (for 3 major process heat exchangers)

  	
   

  	
  3

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  roofing (for vents)

  	
   

  	
  20

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  fab shop setup - garage
  level 80lf x 10ft x $[***] mtl + 2x5days x 8hrs x [***] + 5truck x [***]

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  fab shop setup - 4th level
  30lf x 12ft x $[***] mtl + 2x3days x 8hrs x [***] + 3truck x [***]

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  material/equipment security
  area locked cage $[***] cage $[***] install

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  temporary fabrication shop
  heat

  	
   

  	
  5

  	
   

  	
  mo

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  temp electric for
  passivation boiler 100A (setup close to panel)

  	
   

  	
  20

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  temp electric for orbital
  welding

  	
   

  	
  80

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  equipment landing pad - 3rd
  floor platform for major equipment

  	
   

  	
  5

  	
   

  	
  mo

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  commissioning support 2 x
  4wks x 40hrs x $[***]

  	
   

  	
  320

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  Overtime - Off Hours Work /
  Equipment Coordination 5 x 10days x 10hrs x $[***] (differential only)

  	
   

  	
  500

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  17

  	
   

  	
  Final Cleaning

  	
   

  	
  —

  	
   

  	
  hrs

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
  17

  	
   

  	
  GC Fee on Process Piping

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
  Included On Front Page

  
	
  17

  	
   

  	
  Flagmen / Traffic Control

  	
   

  	
  —

  	
   

  	
  hrs

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Transfer to Division 1

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  FIRE
  PROTECTION

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
   —

  	
   

  	
   

  
	
  15B

  	
   

  	
  sprinkler, cleanrooms

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15B

  	
   

  	
  sprinkler, cleanroom
  support areas

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  15B

  	
   

  	
  sprinkler, mechanical areas

  	
   

  	
  n/a

  	
   

  	
  lf

  	
   

  	
  n/a

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Mechanical

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  16   ELECTRICAL

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
  16A

  	
   

  	
  power panels, mechanical
  panels, process panels, and feeders

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  Conduit and Raceways

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  Penetrations and Sealants

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  Motor Starters, Motor
  Control Center & Mech Equip Feeds

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  15A

  	
   

  	
  Variable Frequency Drives
  (mech eqpt)

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  motor starters (mech eqpt)

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  disconnects (mech eqpt)

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  Lighting Panels and wire

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  C fixture cleanroom light
  (mostly 2x4)

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  A1 fixture 2x4

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  B1 fixture 2x4

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  F fixture 4' 2 lamp
  mechanical rooms

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  battery ballasts

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  lamps

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  Devices and Outlets

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  additional construction
  power & light

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  Fire Alarm Voice Evacuation
  System

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  Fire Alarm Conduit

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  Telecom Cabletray and
  conduit

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  



 


42

















 


	
   

  	
   

  	
  DESCRIPTION

  	
   

  	
  GMP

  QUANTITY

  	
   

  	
  UNIT

  	
   

  	
  GMP
  UNIT

  COST

  	
   

  	
  GMP
  Total

  	
   

  	
  COMMENTS

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  16A

  	
   

  	
  Labeling and Painting

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  Testing and inspection

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16

  	
   

  	
  Commissioning/Testing

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16A

  	
   

  	
  airlock and security door
  power wiring

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
   

  	
   

  	
  Security Piping

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  separate budget

  
	
  16A

  	
   

  	
  Coordination Drawings

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16

  	
   

  	
  site / final cleaning

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
  16

  	
   

  	
  temporary light &
  power

  	
   

  	
  n/a

  	
   

  	
   

  	
   

  	
  n/a

  	
   

  	
  Incl

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Total Electrical

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  —

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  SUBTOTAL

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  



 


43














 


United
Therapeutics Phase 2A


10/14/2008
rev GMP


Exhibit
D-WT FFEA Detail


 


	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT

  COST

  	
   

  	
  WT FFEA

  in 10-14-08 rev

  GMP

  	
   

  	
  UT FFEA

  not in 10-14-08

  rev GMP

  	
   

  	
  TOTAL

  	
   

  	
  COMMENTS

  
	
  2°C to
  8°C COLD BOX

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  no purchase cost - deleted (postponed) from project

  
	
  Wall panels to hide
  future coldbox space

  	
   

  	
  100

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  100sf @$[***]

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  Purified
  Water   Pretreatment Skid (USP)

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  purchase cost based on Siemens cost
  saving ALTERNATE; THIS EQUIPMENT DOES NOT MATCH THE SPECIFICATIONS

  
	
  additional features not
  included in base price

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  hardness, TOC, vent filter, addl carbon

  
	
  escalation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  documentation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Jim’s

  
	
  warrantee

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  in purchase cost

  
	
  sales tax

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  FAT

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  delivery / freight FOB
  jobsite

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary storage /
  staging

  	
   

  	
  5

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  vendor
  supervision/guidance during installation

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  uncrating / prep

  	
   

  	
  48

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging

  	
   

  	
  1

  	
   

  	
  crew day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  assembly

  	
   

  	
  160

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  interconnecting piping

  	
   

  	
  160

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc / materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  utility terminations

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in process piping

  
	
  special utility
  connections / revisions

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  revisions to
  floors/walls/ceilings to coordinate with equipment trim/housing

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  in mechanical room

  
	
  field/infrastructure
  requirements (like controls cable tray)

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  UL inspection /
  certification

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  EDI option plus testing

  
	
  temporary enclosures

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary protection

  	
   

  	
  80

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary
  heating/cooling/humidity control

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary utility
  service

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  startup

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  10 days

  
	
  on site training

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  2 days

  
	
  SAT documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  in IQ/OQ

  
	
  SAT execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  in IQ/OQ

  
	
  IQ/OQ
  documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  IQ/OQ execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc costs

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Jim’s

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  Multiple
  Effect WFI Still

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  purchase cost based on Steris T5

  
	
  additional features not
  included in base price

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  chart recorder, discharge pressure, Pure steam option

  
	
  escalation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  documentation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Jim’s

  
	
  warrantee

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  in purchase cost

  
	
  sales tax

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  FAT

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  delivery / freight FOB
  jobsite

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary storage /
  staging

  	
   

  	
  5

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  vendor
  supervision/guidance during installation

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  uncrating / prep

  	
   

  	
  48

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging

  	
   

  	
  1

  	
   

  	
  crew day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  assembly

  	
   

  	
  160

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc / materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  utility terminations

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in process piping

  
	
  special utility
  connections / revisions

  	
   

  	
  20

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  revisions to
  floors/walls/ceilings to coordinate with equipment trim/housing

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  in mechanical room

  
	
  field/infrastructure
  requirements (like controls cable tray)

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  UL inspection /
  certification

  	
   

  	
  8

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  not quoted by Steris

  
	
  temporary enclosures

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary protection

  	
   

  	
  40

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary
  heating/cooling/humidity control

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary utility
  service

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  startup

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Jim’s

  
	
  on site training

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  SAT documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  covered by IQ OQ

  
	
  SAT execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  covered by IQ OQ

  
	
  IQ/OQ
  documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  IQ/OQ execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc costs

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Jim’s

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  Clean
  Steam Generator

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  purchase cost based on Steris

  
	
  additional features not
  included in base price

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  escalation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  documentation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  warrantee

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  in purchase cost

  
	
  sales tax

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  



 


44

















 


	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT

  COST

  	
   

  	
  WT FFEA

  in 10-14-08 rev

  GMP

  	
   

  	
  UT FFEA

  not in 10-14-08

  rev GMP

  	
   

  	
  TOTAL

  	
   

  	
  COMMENTS

  
	
  FAT

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  delivery / freight FOB
  jobsite

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary storage /
  staging

  	
   

  	
  5

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  vendor
  supervision/guidance during installation

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  uncrating / prep

  	
   

  	
  48

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging

  	
   

  	
  1

  	
   

  	
  crew day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  assembly

  	
   

  	
  160

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc / materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  utility terminations

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in process piping

  
	
  special utility
  connections / revisions

  	
   

  	
  20

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  revisions to
  floors/walls/ceilings to coordinate with equipment trim/housing

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  in mechanical room

  
	
  field/infrastructure
  requirements (like controls cable tray)

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  UL inspection /
  certification

  	
   

  	
  8

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  not quoted by Steris

  
	
  temporary enclosures

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary protection

  	
   

  	
  40

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary
  heating/cooling/humidity control

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary utility
  service

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  startup

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  on site training

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  SAT documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  covered by IQ OQ

  
	
  SAT execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  covered by IQ OQ

  
	
  IQ/OQ
  documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  IQ/OQ execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc costs

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  Tank
  package for the 4 fixed vessels including the following:

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  ITEMS THAT DO NOT MATCH THE
  SPECIFICATIONS: MAG DRIVE AGITATORS, NO TOP HEAD INSULATION ON SMALL TANKS.

  
	
  Formulation
  Vessel TK2111 with agitator

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included above

  
	
  Formulation
  Vessel TK2241 with agitator

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included above

  
	
  2500
  Gallon WFI Storage Vessel TK2041

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included above

  
	
  1500
  Gallon USP Storage Vessel TK2221

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included above

  
	
  VFD
  panels

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  to be priced in Bulletin 6

  
	
  escalation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  documentation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  in purchase cost

  
	
  warrantee

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  in purchase cost

  
	
  sales tax

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  FAT

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  delivery / freight FOB
  jobsite

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary storage /
  staging

  	
   

  	
  5

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  vendor
  supervision/guidance during installation

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  uncrating / prep

  	
   

  	
  48

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging

  	
   

  	
  1

  	
   

  	
  crew day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  assembly

  	
   

  	
  96

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc / materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  utility terminations

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  special utility
  connections / revisions

  	
   

  	
  —

  	
   

  	
  lf

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  revisions to
  floors/walls/ceilings to coordinate with equipment trim/housing

  	
   

  	
  60

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  added load cell stands

  
	
  field/infrastructure
  requirements (like controls cable tray) 

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  UL inspection /
  certification

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary enclosures

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary protection

  	
   

  	
  40

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary
  heating/cooling/humidity control

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary utility
  service

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  startup

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  on site training

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  SAT documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  SAT execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  IQ/OQ
  documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  IQ/OQ execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  Autoclave/Sterilizer
  SS2141

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  purchase price base on prometco

  
	
  additional features not
  included in base price

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  6 pen, stopper cycle, filter sterilization, weld
  docs, test ports, steam quality

  
	
  escalation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  documentation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  warrantee

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  in purchase cost

  
	
  sales tax

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  FAT

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  delivery / freight FOB
  jobsite

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary storage /
  staging

  	
   

  	
  5

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  vendor
  supervision/guidance during installation

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  [***]/day added for expenses

  
	
  uncrating / prep

  	
   

  	
  24

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging

  	
   

  	
  1

  	
   

  	
  crew day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  assembly

  	
   

  	
  240

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
																				



 


45

















 


	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT

  COST

  	
   

  	
  WT FFEA

  in 10-14-08 rev

  GMP

  	
   

  	
  UT FFEA

  not in 10-14-08

  rev GMP

  	
   

  	
  TOTAL

  	
   

  	
  COMMENTS

  
	
  misc / materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  utility terminations

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  special utility connections / revisions

  	
   

  	
  20

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  revisions to floors/walls/ceilings to coordinate with
  equipment trim/housing

  	
   

  	
  200

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  field/infrastructure requirements (like controls
  cable tray)

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  UL inspection / certification

  	
   

  	
  8

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary enclosures

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary protection

  	
   

  	
  40

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary heating/cooling/humidity control

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary utility service

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  startup

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  on site training

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  SAT documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  covered by IQ OQ

  
	
  SAT execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  covered by IQ OQ

  
	
  IQ/OQ documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  IQ/OQ execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  [***]/day, 10
  days added for expenses

  
	
  misc costs

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  assume this
  covers loading carts, trolleys, parking stands, shelves

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  Lab AutoClave SS2161

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Steris

  
	
  additional features not included in base price

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  panel 3 sides for
  free-standing location

  
	
  escalation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  documentation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  warrantee

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  in purchase cost

  
	
  sales tax

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  FAT

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  delivery / freight FOB jobsite

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary storage / staging

  	
   

  	
  5

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  vendor supervision/guidance during installation

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  uncrating / prep

  	
   

  	
  16

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging

  	
   

  	
  0.5

  	
   

  	
  crew day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  assembly

  	
   

  	
  80

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc / materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  utility terminations

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  special utility connections / revisions

  	
   

  	
  20

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  revisions to floors/walls/ceilings to coordinate with
  equipment trim/housing

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  assumes no
  requirements for lab area

  
	
  field/infrastructure requirements (like controls
  cable tray)

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  UL inspection / certification

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary enclosures

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary protection

  	
   

  	
  40

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary heating/cooling/humidity control

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary utility service

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  startup

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  on site training

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  SAT documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  covered by IQ OQ

  
	
  SAT execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  covered by IQ OQ

  
	
  IQ/OQ documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  IQ/OQ execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  Pharmaceutical Parts Washer WASH2171

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Belimed MODEL
  860: 33”X33”X39” CHAMBER

  
	
  additional features not included in base price

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  see options list

  
	
  escalation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  documentation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  warrantee

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  in purchase cost

  
	
  sales tax

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  FAT

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  riboflavin test

  
	
  delivery / freight FOB jobsite

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary storage / staging

  	
   

  	
  5

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  vendor supervision/guidance during installation

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  uncrating / prep

  	
   

  	
  24

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging

  	
   

  	
  1

  	
   

  	
  crew day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  assembly

  	
   

  	
  240

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc / materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  utility terminations

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  special utility connections / revisions

  	
   

  	
  20

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  revisions to floors/walls/ceilings to coordinate with
  equipment trim/housing

  	
   

  	
  200

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  field/infrastructure requirements (like controls
  cable tray)

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  UL inspection / certification

  	
   

  	
  8

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary enclosures

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary protection

  	
   

  	
  40

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary heating/cooling/humidity control

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary utility service

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  startup

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  



 


46

















 


	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT

  COST

  	
   

  	
  WT FFEA

  in 10-14-08 rev

  GMP

  	
   

  	
  UT FFEA

  not in 10-14-08

  rev GMP

  	
   

  	
  TOTAL

  	
   

  	
  COMMENTS

  
	
  on site training

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  SAT documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  SAT execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  IQ/OQ
  documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  IQ/OQ execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc costs

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  assume this is allowance for racks/carts

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Undercounter
  Pharma Parts Washer WASH2181

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  purchase cost based on Belimed
  standard undercounter THIS EQUIPMENT DOES NOT MATCH THE CURRENT
  SPECIFICATIONS for a GMP unit

  
	
  Modifications to control
  WFI and DI system valves

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  assumed a standard unt, not modified
  per pre-bulletin one control of GMP valves

  
	
  additional features not
  included in base price

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  condenser, misc racks, baskets

  
	
  escalation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  documentation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  warrantee

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  in purchase cost

  
	
  sales tax

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  FAT

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  delivery / freight FOB
  jobsite

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary storage /
  staging

  	
   

  	
  5

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  vendor
  supervision/guidance during installation

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  uncrating / prep

  	
   

  	
  8

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging

  	
   

  	
  0.5

  	
   

  	
  crew day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  assembly

  	
   

  	
  40

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc / materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  utility terminations

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  special utility
  connections / revisions

  	
   

  	
  20

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  current design doesn’t address above-counter
  utilities to undercounter washer

  
	
  revisions to
  floors/walls/ceilings to coordinate with equipment trim/housing

  	
   

  	
  80

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  field/infrastructure
  requirements (like controls cable tray)

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  UL inspection /
  certification

  	
   

  	
  8

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary enclosures

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary protection

  	
   

  	
  8

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary heating/cooling/humidity
  control

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary utility
  service

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  startup

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  on site training

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  SAT documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  NA???

  
	
  SAT execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  NA???

  
	
  IQ/OQ
  documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  NA???

  
	
  IQ/OQ execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  NA???

  
	
  misc costs

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Undercounter
  Glass Washer WASH2191

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  purchase cost based on Belimed
  standard undercounter

  
	
  additional features not
  included in base price

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  condenser, misc racks, baskets

  
	
  escalation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  documentation

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  warrantee

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  in purchase cost

  
	
  sales tax

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  FAT

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  delivery / freight FOB
  jobsite

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary storage /
  staging

  	
   

  	
  5

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  vendor
  supervision/guidance during installation

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  uncrating / prep

  	
   

  	
  8

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging

  	
   

  	
  0.5

  	
   

  	
  crew day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  assembly

  	
   

  	
  40

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc / materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  utility terminations

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  special utility
  connections / revisions

  	
   

  	
  5

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  revisions to
  floors/walls/ceilings to coordinate with equipment trim/housing

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  field/infrastructure
  requirements (like controls cable tray)

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  UL inspection /
  certification

  	
   

  	
  8

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary enclosures

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary protection

  	
   

  	
  8

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary
  heating/cooling/humidity control

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary utility
  service

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  startup

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  on site training

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  SAT documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  NA

  
	
  SAT execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  NA

  
	
  IQ/OQ
  documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  NA

  
	
  IQ/OQ execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  NA

  



 


47

















 


	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT

  COST

  	
   

  	
  WT FFEA

  in 10-14-08 rev

  GMP

  	
   

  	
  UT FFEA

  not in 10-14-08

  rev GMP

  	
   

  	
  TOTAL

  	
   

  	
  COMMENTS

  
	
  misc costs

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  Clean
  In Place Skid (for Lyo, and Tank Wash) with:

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  all purchase costs through delivery by UT

  
	
  CIP
  return pumps

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  all purchase costs through delivery by UT

  
	
  CIP
  remote control panels

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  all purchase costs through delivery by UT

  
	
  temporary storage /
  staging

  	
   

  	
  5

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  uncrating / prep

  	
   

  	
  48

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging

  	
   

  	
  1

  	
   

  	
  crew day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging / assembly

  	
   

  	
  160

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc / materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  vendor assembly

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Most of the on-site assembly is by the equipment
  vendor, some reconnection of machine sections disconnected for shipping and
  rigging is covered by the above line “rigging / assembly”

  
	
  utility terminations

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  covered elsewhere

  
	
  special utility
  connections / revisions

  	
   

  	
  20

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  revisions to
  floors/walls/ceilings to coordinate with equipment trim/housing

  	
   

  	
  120

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  2 remote panels

  
	
  field/infrastructure
  requirements (like controls cable tray)

  	
   

  	
  100

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  UL inspection /
  certification

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  temporary enclosures

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary protection

  	
   

  	
  80

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary
  heating/cooling/humidity control

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary utility
  service

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  startup

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  on site training

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  SAT documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  SAT execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  IQ/OQ documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  IQ/OQ execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  Filling
  Line

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  all purchase costs through delivery by UT

  
	
  temporary storage /
  staging

  	
   

  	
  5

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  uncrating / prep

  	
   

  	
  96

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging

  	
   

  	
  2

  	
   

  	
  crew day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging / assembly

  	
   

  	
  160

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc / materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  vendor assembly

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Most of the on-site assembly is by the equipment
  vendor, some reconnection of machine sections disconnected for shipping and
  rigging is covered by the above line “rigging / assembly”

  
	
  utility terminations

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  covered elsewhere

  
	
  special utility
  connections / revisions

  	
   

  	
  20

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  revisions to
  floors/walls/ceilings to coordinate with equipment trim/housing

  	
   

  	
  400

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  field/infrastructure
  requirements (like controls cable tray)

  	
   

  	
  50

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  unknown scope

  
	
  UL inspection /
  certification

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  temporary enclosures

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary protection

  	
   

  	
  160

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary
  heating/cooling/humidity control

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary utility
  service

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  startup

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  on site training

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  SAT documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  SAT execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  IQ/OQ
  documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  IQ/OQ execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  Lyophilizer &
  Lyophilizer Mechanical Skid

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  all purchase costs through delivery by UT

  
	
  temporary storage /
  staging

  	
   

  	
  5

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  uncrating / prep

  	
   

  	
  96

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging

  	
   

  	
  2

  	
   

  	
  crew day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging / assembly

  	
   

  	
  160

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc / materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  vendor assembly

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Most of the on-site assembly is by the equipment
  vendor, some reconnection of machine sections disconnected for shipping and
  rigging is covered by the above line “rigging / assembly”

  
	
  utility terminations

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  covered elsewhere

  
	
  special utility
  connections / revisions

  	
   

  	
  20

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  revisions to
  floors/walls/ceilings to coordinate with equipment trim/housing

  	
   

  	
  100

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  minor trim

  
	
  field/infrastructure
  requirements (like controls cable tray)

  	
   

  	
  50

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  unknown scope

  



 


48

















 


	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT

  COST

  	
   

  	
  WT FFEA

  in 10-14-08 rev

  GMP

  	
   

  	
  UT FFEA

  not in 10-14-08

  rev GMP

  	
   

  	
  TOTAL

  	
   

  	
  COMMENTS

  
	
  UL inspection /
  certification

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  temporary enclosures

  	
   

  	
  1,000

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary protection

  	
   

  	
  80

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary
  heating/cooling/humidity control

  	
   

  	
  4

  	
   

  	
  mo

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary utility
  service

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  startup

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  on site training

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  SAT documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  SAT execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  IQ/OQ
  documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  IQ/OQ execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  Lyophilizer
  loader/unloader

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  all purchase costs through delivery by UT

  
	
  temporary storage /
  staging

  	
   

  	
  5

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  uncrating / prep

  	
   

  	
  48

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging

  	
   

  	
  1

  	
   

  	
  crew day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging / assembly

  	
   

  	
  80

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc / materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  vendor assembly

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Most of the on-site assembly is by the equipment
  vendor, some reconnection of machine sections disconnected for shipping and
  rigging is covered by the above line “rigging / assembly”

  
	
  utility terminations

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  covered elsewhere

  
	
  special utility
  connections / revisions

  	
   

  	
  10

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  revisions to
  floors/walls/ceilings to coordinate with equipment trim/housing

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  field/infrastructure
  requirements (like controls cable tray)

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  UL inspection /
  certification

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  temporary enclosures

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in lyo

  
	
  temporary protection

  	
   

  	
  80

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary heating/cooling/humidity
  control

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in lyo

  
	
  temporary utility
  service

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in lyo

  
	
  startup

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  on site training

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  SAT documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  SAT execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  IQ/OQ
  documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  IQ/OQ execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Isolator
  over Filling Line and Lyophilizer Loading

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  all purchase costs through delivery by UT

  
	
  temporary storage / staging

  	
   

  	
  5

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  uncrating / prep

  	
   

  	
  96

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging

  	
   

  	
  2

  	
   

  	
  crew day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging / assembly

  	
   

  	
  160

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc / materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  vendor assembly

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Most of the on-site assembly is by the equipment
  vendor, some reconnection of machine sections disconnected for shipping and
  rigging is covered by the above line “rigging / assembly”

  
	
  utility terminations

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  covered elsewhere

  
	
  special utility
  connections / revisions

  	
   

  	
  20

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  revisions to
  floors/walls/ceilings to coordinate with equipment trim/housing

  	
   

  	
  400

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  field/infrastructure
  requirements (like controls cable tray)

  	
   

  	
  50

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  unknown scope

  
	
  UL inspection /
  certification

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  temporary enclosures

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  assume none needed

  
	
  temporary protection

  	
   

  	
  80

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary
  heating/cooling/humidity control

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  none needed

  
	
  temporary utility
  service

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  none needed

  
	
  startup

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  on site training

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  SAT documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  SAT execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  IQ/OQ
  documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  IQ/OQ execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Blow
  Fill Seal Machine

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  all purchase costs through delivery by UT

  
	
  temporary storage /
  staging

  	
   

  	
  5

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  uncrating / prep

  	
   

  	
  96

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging

  	
   

  	
  2

  	
   

  	
  crew day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging / assembly

  	
   

  	
  160

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc / materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  vendor assembly

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Most of the on-site assembly is by the equipment
  vendor, some reconnection of machine sections disconnected for shipping and
  rigging is covered by the above line “rigging / assembly”

  



 


49

















 


	
  DESCRIPTION

  	
   

  	
  QTY

  	
   

  	
  UNIT

  	
   

  	
  UNIT

  COST

  	
   

  	
  WT FFEA

  in 10-14-08 rev

  GMP

  	
   

  	
  UT FFEA

  not in 10-14-08

  rev GMP

  	
   

  	
  TOTAL

  	
   

  	
  COMMENTS

  
	
  utility terminations

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  covered elsewhere

  
	
  special utility
  connections / revisions

  	
   

  	
  20

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  revisions to
  floors/walls/ceilings to coordinate with equipment trim/housing

  	
   

  	
  400

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  field/infrastructure
  requirements (like controls cable tray)

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  assume none needed

  
	
  UL inspection /
  certification

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  temporary enclosures

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  assume none needed

  
	
  temporary protection

  	
   

  	
  80

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary
  heating/cooling/humidity control

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  none needed

  
	
  temporary utility
  service

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  none needed

  
	
  startup

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  on site training

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  SAT documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  SAT execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  IQ/OQ
  documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  IQ/OQ execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Terminal
  Sterilizer

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  all purchase costs through delivery by UT

  
	
  temporary storage /
  staging

  	
   

  	
  5

  	
   

  	
  days

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  uncrating / prep

  	
   

  	
  48

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging

  	
   

  	
  1

  	
   

  	
  crew day

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging / assembly

  	
   

  	
  160

  	
   

  	
  hrs

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  misc / materials

  	
   

  	
  1

  	
   

  	
  ls

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  vendor assembly

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Most of the on-site assembly is by the equipment
  vendor, some reconnection of machine sections disconnected for shipping and
  rigging is covered by the above line “rigging / assembly”

  
	
  utility terminations

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  covered elsewhere

  
	
  special utility
  connections / revisions

  	
   

  	
  20

  	
   

  	
  lf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  revisions to
  floors/walls/ceilings to coordinate with equipment trim/housing

  	
   

  	
  200

  	
   

  	
  sf

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  field/infrastructure
  requirements (like controls cable tray)

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  assume none needed

  
	
  UL inspection /
  certification

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  temporary enclosures

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  assume none needed

  
	
  temporary protection

  	
   

  	
  80

  	
   

  	
  hr

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  temporary
  heating/cooling/humidity control

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  none needed

  
	
  temporary utility
  service

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  none needed

  
	
  startup

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  on site training

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  SAT documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  SAT execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  IQ/OQ
  documents/procedure

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
  IQ/OQ execution

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  included in UT equipment purchase

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Misc
  equipment (like refrigerators)

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
  all purchase, startup costs by UT

  
	
  receiving

  	
   

  	
  25

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  uncrating

  	
   

  	
  25

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  rigging/placement

  	
   

  	
  25

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  assembly

  	
   

  	
  25

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
  connections

  	
   

  	
  25

  	
   

  	
  ea

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  Sub-Totals

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  RemainingFFEA

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  Totals

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  



 


50














 


 THE WHITING - TURNER CONTRACTING COMPANY


 


United
Therapeutics Phase 2A


10/14/2008
rev GMP


GENERAL
CONDITIONS, BB & FF, Detail


 


	
  DESCRIPTION

  	
   

  	
  QUANT.

  	
   

  	
  CONST.

  DURATION

  	
   

  	
  UNITS

  	
   

  	
  UNIT

  PRICE

  	
   

  	
  TOTAL

  	
   

  	
  COMMENTS

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  General Expenses

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  
	
  Office Equipment Furniture

  	
   

  	
  1

  	
   

  	
  1

  	
   

  	
  Ea.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Drawing
  Tables, Racks, etc...

  	
   

  
	
  Computer Systems

  	
   

  	
  1

  	
   

  	
  1

  	
   

  	
  Ea.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Server:
  Office Set up

  	
   

  
	
  Computer Systems

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  Ea.

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Computers/Printers
  w/staff

  	
   

  
	
  Office Supplies

  	
   

  	
  1

  	
   

  	
  24

  	
   

  	
  Mo.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  
	
  Postage

  	
   

  	
  1

  	
   

  	
  24

  	
   

  	
  Mo.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  
	
  Express Mail

  	
   

  	
  1

  	
   

  	
  24

  	
   

  	
  Mo.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  —

  	
   

  	
  Incl Above

  	
   

  
	
  Delivery

  	
   

  	
  1

  	
   

  	
  24

  	
   

  	
  Mo.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  —

  	
   

  	
  Incl Above

  	
   

  
	
  Telephones & Service Charges

  	
   

  	
  1

  	
   

  	
  24

  	
   

  	
  Mo.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  
	
  Telephones & Service Charges

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  Mo.

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Cell Phones:
  Included w/staff

  	
   

  
	
  Print-Plot Paper / Repro / Copier Service

  	
   

  	
  1

  	
   

  	
  1

  	
   

  	
  Ea.

  	
   

  	
  ALLOW

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  
	
  Job Offices for Contractor

  	
   

  	
  1

  	
   

  	
  23

  	
   

  	
  Mo.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  Quad Complex

  	
   

  
	
  Setup / De-Mob Trailers

  	
   

  	
  1

  	
   

  	
  1

  	
   

  	
  Ea.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  
	
  Job Offices for Owner

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  Mo.

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  none
  included

  	
   

  
	
  Job Offices for Architect

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  Mo.

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  none
  included

  	
   

  
	
  Scheduling Consultant

  	
   

  	
  1

  	
   

  	
  832

  	
   

  	
  Hr.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  (1) day/week
  for (2) years

  	
   

  
	
  Travel & Expenses

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  Wk.

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in
  Staff Costs

  	
   

  
	
  Jobsite Vehicles

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  Wk.

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in
  Staff Costs

  	
   

  
	
  Photography & Video

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  Mo.

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in
  Sub Cost

  	
   

  
	
  Preconstruction Damage Survey

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  Ea.

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Included in
  Sub Cost

  	
   

  
	
  Surveying (2 Man Crew)

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  Mo.

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  —

  	
   

  	
  Include in
  Sub Costs

  	
   

  
	
  Replacement of Meters (removed)

  	
   

  	
  6

  	
   

  	
  1

  	
   

  	
  ea.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  
	
  Bagging of Meters

  	
   

  	
  1

  	
   

  	
  22

  	
   

  	
  Mo.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  10 @
  Spring/Cameron

  	
   

  
	
  Staff Parking

  	
   

  	
  1

  	
   

  	
  24

  	
   

  	
  Mo.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  
	
  Reimburseables

  	
   

  	
  1

  	
   

  	
  24

  	
   

  	
  Mo.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Staffing: 2008 Rates

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  
	
  Senior Project Manager: JJ

  	
   

  	
  1

  	
   

  	
  1300

  	
   

  	
  Hr.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  50% 7/28/08
  - 10/30/09

  	
   

  
	
  Construction Manager: MD

  	
   

  	
  1

  	
   

  	
  2600

  	
   

  	
  Hr.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  7/28/08 -
  10/30/09

  	
   

  
	
  Architectural/Structural/FF Manager: TB

  	
   

  	
  1

  	
   

  	
  2600

  	
   

  	
  Hr.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  7/28/08 -
  10/30/09

  	
   

  
	
  Fill Finish Technical Assistance: GC

  	
   

  	
  1

  	
   

  	
  1300

  	
   

  	
  Hr.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  50% 7/28/08
  - 10/30/09

  	
   

  
	
  CW & Div 2 - 5 PM: BH

  	
   

  	
  1

  	
   

  	
  1400

  	
   

  	
  Hr.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  7/28/08 -
  3/30/09

  	
   

  
	
  CW & Div 2 - 5 PE: PB

  	
   

  	
  1

  	
   

  	
  2760

  	
   

  	
  Hr.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  7/28/08 -
  11/27/09

  	
   

  
	
  MEP Manager: J Santamont

  	
   

  	
  1

  	
   

  	
  2880

  	
   

  	
  Hr.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  7/28/08 -
  12/18/09

  	
   

  
	
  MEP Engineer: J Swain

  	
   

  	
  1

  	
   

  	
  2760

  	
   

  	
  Hr.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  7/28/08 -
  11/27/09

  	
   

  
	
  Divisions 6, 7, 8, 9, 12 APM: BG

  	
   

  	
  1

  	
   

  	
  2600

  	
   

  	
  Hr.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  7/28/08 -
  10/30/09

  	
   

  
	
  Divisions 6, 7, 8, 9, PE: CC

  	
   

  	
  1

  	
   

  	
  880

  	
   

  	
  Hr.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  7/28/08 -
  11/28/08

  	
   

  
	
  Superintendent: WS

  	
   

  	
  1

  	
   

  	
  2600

  	
   

  	
  Hr.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  7/28/08 -
  10/30/09

  	
   

  
	
  Superintendent: DD

  	
   

  	
  1

  	
   

  	
  2760

  	
   

  	
  Hr.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  7/28/08 -
  11/27/09

  	
   

  
	
  Office Manager

  	
   

  	
  1

  	
   

  	
  2760

  	
   

  	
  Hr.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
  7/28/08 -
  11/27/09

  	
   

  
	
  Staff Billings up to 7/27/08

  	
   

  	
  1

  	
   

  	
  1

  	
   

  	
  Ea.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  
	
  Division 9 & 12 PE: RK

  	
   

  	
  1

  	
   

  	
  2960

  	
   

  	
  Hr.

  	
   

  	
  $

  	
  [***]

  	
   

  	
  $

  	
  —

  	
   

  	
  To be reimbursed
  from cont. if $ is remaining

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  SUBTOTAL GC’s

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  [***]

  	
   

  	
   

  	
   

  



 


51

















 


 THE WHITING - TURNER CONTRACTING COMPANY


 


United
Therapeutics Phase 2A


10/14/2008
rev GMP


VE List


 


	
  Item

  #

  	
   

  	
  Description

  	
   

  	
  Estimated VM

  Amount

  	
   

  	
  Notes

  	
   

  	
  Direction

  Req’d By

  	
   

  
	
  1

  	
   

  	
  Integration
  of Coordinated Drawings

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
  Delete
  requirement in specifications. Note:VE amount reduces daily!

  	
   

  	
  immediately

  	
   

  
	
  2

  	
   

  	
  Davits and
  Equipment Scope Reduction

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
  Anchors Only
  - No monorail or Equipment

  	
   

  	
  8/1/2008

  	
   

  
	
  3

  	
   

  	
  Commissioning
  Assistance

  	
   

  	
   

  	
   

  	
  Allowance
  amount of $[***] - Need scope to better define.

  	
   

  	
  8/1/2008

  	
   

  
	
  4

  	
   

  	
  Stainless
  versus PVC Duct

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
  credit off
  of allowance of $[***] (50/50 mix of PVC coated galvanized and SS duct
  assumed)

  	
   

  	
  7/21/2008

  	
   

  
	
  5

  	
   

  	
  Custom
  Concrete Bench - Alternate designers

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
  Local
  Supplier and Designer

  	
   

  	
  9/1/2008

  	
   

  
	
  6

  	
   

  	
  Mill Work -
  Delete M2.1, M2.2, M5.7, M5.8, M5.9, M6.4, M7.13, M7.14

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
  Scope
  Reduction

  	
   

  	
  7/21/2008

  	
   

  
	
  7

  	
   

  	
  Stainless
  Steel Planters -

  	
   

  	
  $

  	
  —

  	
   

  	
  VE not
  available at this time

  	
   

  	
   

  	
   

  
	
  8

  	
   

  	
  HEPA Filters
  @ 2nd Floor - Second Set

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
   

  	
   

  	
  9/1/2008

  	
   

  
	
  9

  	
   

  	
  Epoxy @
  Stair #4

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
  Epoxy Paint
  Included Only, No Troweled Included Anywhere

  	
   

  	
  9/1/2008

  	
   

  
	
  10

  	
   

  	
  Light
  Fixtures

  	
   

  	
  $

  	
  —

  	
   

  	
  VE not
  available at this time

  	
   

  	
   

  	
   

  
	
  11

  	
   

  	
  Security
  Services

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
  To be
  provided by Owner

  	
   

  	
  9/1/2008

  	
   

  
	
  12

  	
   

  	
  Conduit
  versus MC cable for FA / Power

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
  ENT Utilized
  and MC per Spec utilized to the fullest already. Exposed areas are still EMT.
  Limited ENT to MC options exist.

  	
   

  	
  7/21/2008

  	
   

  
	
  13

  	
   

  	
  Utilize MC
  Cable for Phase 1 FA Work

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
   

  	
   

  	
  8/1/2008

  	
   

  
	
  14

  	
   

  	
  Siemens
  Controls

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
  Change
  Controls types to match phase 1A

  	
   

  	
  8/1/2008

  	
   

  
	
  15

  	
   

  	
  Concrete
  Pavers at current IPE / Bluestone locations

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
   

  	
   

  	
  8/1/2008

  	
   

  
	
  16

  	
   

  	
  PV Array -
  Open to multiple bidders / Vendors

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
   

  	
   

  	
  8/1/2008

  	
   

  
	
  17

  	
   

  	
  PV Array -
  Alternate Technologies

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
  Alternate
  mounting method reduces upfront cost and reduces roofing penetrations at
  stanchions.

  	
   

  	
  8/1/2008

  	
   

  
	
  18

  	
   

  	
  Telecomm -
  Open to multiple Bidders

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
   

  	
   

  	
  9/1/2008

  	
   

  
	
  19

  	
   

  	
  Delete or
  Reduce Attic Stock

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
   

  	
   

  	
  9/1/2008

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Totals

  	
   

  	
  $

  	
  ([***]

  	
  )

  	
   

  	
   

  	
   

  	
   

  



 


52














 


Unither - Agreement Paragraph 5.3.2 Understanding


 


Sample Change Order Scenarios


 


a) Work performed by Construction Manager;


 


	
  CONSTRUCTION

  MANAGER

  	
   

  	
  ($[***] Labor/$[***]

  Matl)

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Direct Cost:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  OH @ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Fee @ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Subtotal:

  	
   

  	
  $

  	
  [***]

  	
   

  



 


b) Work performed by a Subcontractor;


 


	
  SUBCONTRACTOR

  	
   

  	
  ($[***] Labor/$[***]

  Matl)

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Direct Cost:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  OH @ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Fee @ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Subtotal:

  	
   

  	
  $

  	
  [***]

  	
   

  



 


	
  CONSTRUCTION MANAGER

  	
   

  	
  (i.e. dumpsters,

  temp stairs,

  storage etc. as

  justified)

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Actual Out
  of Pocket GCs:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  O/H,
  Profit & Fee @ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Bond

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Total:

  	
   

  	
  $

  	
  [***]

  	
   

  



 


c) Work
Performed by a Sub-Subcontractor;


 


	
  SUB-

  SUBCONTRACTOR

  	
   

  	
  ($[***] Labor/$[***]

  Matl)

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Direct Cost:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  OH @ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Fee @ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Subtotal:

  	
   

  	
  $

  	
  [***]

  	
   

  



 


	
  SUB-

  CONTR.

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  O/H,
  Profit & Fee @ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Subtotal:

  	
   

  	
  $

  	
  [***]

  	
   

  



 


	
  CONSTRUCTION MANAGER

  	
   

  	
  (i.e. dumpsters,

  temp stairs,

  storage etc. as

  justified)

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Actual Out
  of Pocket GCs:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  O/H,
  Profit & Fee @ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Bond

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Total:

  	
   

  	
  $

  	
  [***]

  	
   

  



 


1














 


ANNEX 2 TO EXHIBIT G


Unither - Agreement Paragraph 5.3.2 Understanding


 


Sample Change Order Scenarios


 


a) Work performed by Construction Manager;


 


	
  CONSTRUCTION

  MANAGER

  	
   

  	
  ($[***] Labor/$[***]

  Matl)

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Direct Cost:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  OH & Fee@ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  included

  	
   

  	
  $

  	
  —

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Subtotal:

  	
   

  	
  $

  	
  [***]

  	
   

  



 


b) Work
performed by a Subcontractor;


 


	
  SUBCONTRACTOR

  	
   

  	
  ($[***] Labor/$[***]

  Matl)

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Direct Cost:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  OH @ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Fee @ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Subtotal:

  	
   

  	
  $

  	
  [***]

  	
   

  



 


	
  CONSTRUCTION MANAGER

  	
   

  	
  (i.e. dumpsters,

  temp stairs,

  storage etc. as

  justified)

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Actual Out
  of Pocket GCs:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  O/H,
  Profit & Fee @ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Bond

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Total:

  	
   

  	
  $

  	
  [***]

  	
   

  
						



 


c) Work
Performed by a Sub-Subcontractor;


 


	
  SUB-

  SUBCONTRACTOR

  	
   

  	
  ($[***] Labor/$[***]

  Matl)

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Direct Cost:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  OH @ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Fee @ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Subtotal:

  	
   

  	
  $

  	
  [***]

  	
   

  



 


	
  SUB-

  CONTR.

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  O/H,
  Profit & Fee @ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Subtotal:

  	
   

  	
  $

  	
  [***]

  	
   

  



 


	
  CONSTRUCTION MANAGER

  	
   

  	
  (i.e. dumpsters,

  temp stairs,

  storage etc. as

  justified)

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Actual Out
  of Pocket GCs:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  O/H,
  Profit & Fee @ [***]%:

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  Bond

  	
   

  	
  $

  	
  [***]

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Total:

  	
   

  	
  $

  	
  [***]

  	
   

  
						



 


2














 


ATTACHMENT B


 


Notes Qualifications & Assumptions dated 10/14/08


 


















 


 THE WHITING-TURNER CONTRACTING COMPANY


 


United
Therapeutics — Phase IIA


10/14/08 revised GMP


NQA
REVSION 11/4/08


 


NOTES,
QUALIFICATIONS & ASSUMPTIONS


 


Base Building


 


1.               GENERAL


 


	
  1.1.

  	
  This
  GMP budget is based upon the United Therapeutics Project 100% Construction
  Documents by Schick Goldstein Architects P.C. dated December 12, 2007,
  inclusive of SGA addenda #1-11. Addenda #12, 13, 14, 15 & 16 are
  included as allowances as described in the GMP. The attached document log
  lists all of the documents included within this GMP. References made to “the
  documents” within this GMP are understood to be the document log defined
  above.

  
	
   

  	
   

  
	
  1.2.

  	
  Allowances:
  Once the item listed as an allowance is defined, that item will be analyzed
  from a schedule/cost standpoint and represented to the owner for comparison
  to what has been included in the GMP. The allowances identified within the
  GMP are not subject to shared savings.

  
	
   

  	
   

  
	
  1.3.

  	
  Construction
  contingency shall be used to address contract scope of work gaps,
  construction manager faults, and overages of buy out in any particular
  contract package. Construction contingency shall not be used for owner
  changes, unknown conditions, or design contingency items.

  
	
   

  	
   

  
	
  1.4.

  	
  Design
  contingency is excluded. Design contingency shall be used to address code
  issues and errors/omissions.

  
	
   

  	
   

  
	
  1.5.

  	
  Not
  used.

  
	
   

  	
   

  
	
  1.6.

  	
  Not
  used.

  
	
   

  	
   

  
	
  1.7.

  	
  The
  project’s scheduled completion date is 11/16/09 as defined within Schedule
  Revision UT-04 dated 5/27/08. We have assumed that a 2 week flush period is
  not required to meet the requirement of LEED Construction Indoor Air Quality
  Management Plan EQ 3.2.

  
	
   

  	
   

  
	
  1.8.

  	
  Not
  used

  
	
   

  	
   

  
	
  1.9.

  	
  Not
  used

  
	
   

  	
   

  
	
  1.10.

  	
  Not
  used.

  
	
   

  	
   

  
	
  1.11.

  	
  Phase
  I areas will be shutdown when modifications are being completed to those
  areas. WT will notify Owner and coordinate area closure at least 2 weeks in
  advance.

  
	
   

  	
   

  
	
  1.12.

  	
  Not
  used

  
	
   

  	
   

  
	
  1.13.

  	
  Attic
  stock per NQA Exhibit A is included.

  
	
   

  	
   

  
	
  1.14.

  	
  Not
  Used.

  
	
   

  	
   

  
	
  1.15.

  	
  UL
  listing of items furnished and / or installed by others are excluded.

  
	
   

  	
   

  
	
  1.16.

  	
  All
  drawings and sketches, including RFI responses, addenda, bulletins, , etc
  must be issued to WT as a hard copy.

  
	
   

  	
   

  
	
  1.17.

  	
  We
  have included access for construction adjacent to the Montgomery County
  Parking Garage 21 per the 3rd Right of Entry Agreement.

  
	
   

  	
   

  
	
  1.18.

  	
  Not
  used.

  



 


1

















 


	
  1.19.

  	
  No
  retail fit out work is included in the GMP. To reduce offsite storage and
  double handling costs, WT will utilize this space for laydown/storage for the
  project. If fit-out of this space is awarded by the Owner prior to
  substantial completion of Phase 2A, impacts to the project will be assessed
  at that time. .

  
	
   

  	
   

  
	
  1.20.

  	
  WT
  will provide 2 week notice, at minimum, prior to commencing any work in Phase
  1 space. Completely removing, salvaging, protecting, and storing all
  furnishings, fixtures and equipment from these spaces prior to work
  commencing will be by others. Additionally, moving or managing the Owner’s
  move back into these spaces or into phase 2A after substantial completion is
  excluded.

  
	
   

  	
   

  
	
  1.21.

  	
  Relocation,
  removal or demolition of equipment, appliances, materials, wall furnishings,
  etc from lunch room 262/room 203 is excluded. Only point up of walls and
  painting is included. Utility modifications are not included, since no demo
  drawings of the area are provided.

  
	
   

  	
   

  
	
  1.22.

  	
  All
  testing & inspections services (i.e. Concrete testing, weld
  inspections, material inspections) are assumed to be by owner, unless
  otherwise indicated.

  
	
   

  	
   

  
	
  1.23.

  	
  Not
  used.

  
	
   

  	
   

  
	
  1.24.

  	
  Not
  used.

  
	
   

  	
   

  
	
  1.25.

  	
  WSSC/SDC/Impact
  fees are by the owner.

  
	
   

  	
   

  
	
  1.26.

  	
  Usage
  charges of temporary power, water, & gas are by owner.

  
	
   

  	
   

  
	
  1.27.

  	
  All
  Permit fees and expediting fees are excluded. Our subcontractors have
  included trade permits for their work.

  
	
   

  	
   

  
	
  1.28.

  	
  Not
  used.

  
	
   

  	
   

  
	
  1.29.

  	
  We
  have included LEED requirements only as specified within the contract
  documents. If LEED scorecard has items not in design drawings and
  specifications, these items have not been included. W-T will coordinate with
  the project team to help meet the LEED goals for the project.

  
	
   

  	
   

  
	
  1.30.

  	
  Temporary
  Heating/Cooling - It is assumed that WT will temporarily connect the new gas
  riser to portable heating units to provide temporary heating during
  construction. When the new HVAC equipment is up and running, we will utilize
  these systems for temporary heating/cooling.

  
	
   

  	
   

  
	
  1.31.

  	
  Temporary
  heating, cooling, filtered HVAC, humidity controls, temporary enclosures, and
  equipment protection as required during process equipment installation (for
  example: as may be required for early startup of the lyophilizer) is not
  included in the GMP. These costs must be covered by the separate equipment
  budget.

  
	
   

  	
   

  
	
  1.32.

  	
  The
  16G — PV Array package does not include liquidated damages

  
	
   

  	
   

  
	
  1.33.

  	
  The
  following packages do not have a Payment & Performance Bond.

  
	
   

  	
   

  
	
   

  	
  1.33.1.

  	
  02C
  — Surveying,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.33.2.

  	
  16E
  — Security,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.33.3.

  	
  16F
  — Telecom/Data,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.33.4.

  	
  16G
  — PV Array.

  



 


2

















 


	
  1.34.

  	
  The
  following packages have included the UT required insurance limits. No
  allowance has been carried for additional costs associated with meeting UT
  required insurances.

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.1.

  	
  02D
  — Landscaping,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.2.

  	
  03A
  — Concrete *,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.3.

  	
  02C
  — Surveying*,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.4.

  	
  03B
  — Caissons*,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.5.

  	
  04A
  — Masonry,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.6.

  	
  04B
  — Precast Panels,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.7.

  	
  05A
  — Structural/Misc. Steel,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.8.

  	
  05B
  — Ornamental Metals,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.9.

  	
  07C
  — Roofing,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.10.

  	
  07E
  — Terracotta,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.11.

  	
  08C
  — Overhead Doors,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.12.

  	
  09A
  — Drywall,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.13.

  	
  09C
  — Terrazzo,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.14.

  	
  09D
  — Carpet/VCT/Sheet Vinyl,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.15.

  	
  09E
  — Epoxy Flooring,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.16.

  	
  09F
  — Ceramic Tile,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.17.

  	
  10C
  — Davits,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.18.

  	
  12A
  — Casework,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.19.

  	
  13A
  — Clean Room,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.20.

  	
  14A
  — Elevators,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.21.

  	
  15A
  — Mechanical,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.22.

  	
  15B
  — Sprinkler,

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.23.

  	
  16A
  — Electrical (within allowance),

  
	
   

  	
   

  	
   

  
	
   

  	
  1.34.24.

  	
  17A
  — Process Piping.

  
	
   

  	
   

  	
   

  
	
  All
  remaining packages to carry WT standard insurance limits.

  
	
   

  	
   

  	
   

  
	
  1.35.

  	
  Not
  used.

  
	
   

  	
   

  	
   

  
	
  1.36.

  	
  It
  is agreed that WT will have access to $[***] of construction contingency to
  cover additional general conditions costs which may arise. The $[***] of this
  amount is only available for use by WT if savings exist at the end of the
  project.  The use of contingency for this last $[***] increment is
  subservient to all other uses of Contingency as defined within the UT/W-T
  Contract for project purposes.

  



 


3

















 


	
  1.37.

  	
  All
  parking meter reinstallation is by Montgomery County. All fees for such are
  by the owner.

  
	
   

  	
   

  
	
  1.38.

  	
  Bottled
  water coolers, coffee makers, printers, fax machines, recycling containers,
  microwaves, furniture are assumed to be owner furnished, owner installed.

  
	
   

  	
   

  
	
  1.39.

  	
  Not
  used

  
	
   

  	
   

  
	
  1.40.

  	
  01820-1.6.A.8
  — Owner training on rainwater collection system is not included since the equipment
  was deleted from the contract documents.

  
	
   

  	
   

  
	
  1.41.

  	
  WT
  is not responsible for delays incurred to project schedule due to work
  performed by PEPCO, Verizon, Comcast, RCN, Montgomery County, etc. as
  applicable.

  
	
   

  	
   

  
	
  1.42.

  	
  Not
  used.

  
	
   

  	
   

  
	
  1.43.

  	
  Drawings
  issued with RFI #84 are assumed to be superceded by drawings issued in SGA Addendum
  #12.

  
	
   

  	
   

  
	
  1.44.

  	
  An
  allowance of $[***] has been included in the GMP for modifications within
  phase 1 that are not indicated in the contract documents.

  
	
   

  	
   

  
	
  1.45.

  	
  Additional
  acoustical requirements/acoustic control devices indicated by Shen,
  Milson & Wilke’s analysis and Vanderweil’s memo dated 12/21/07, that
  are above and beyond the documents have not been included. STC testing of in
  place construction to ensure compliance to specific levels referenced in the
  contract documents is not included beyond what is required by specifications
  section 15950. Testing per specification section 16231 is excluded.

  
	
   

  	
   

  
	
  1.46.

  	
  Start-up
  and testing requirements for equipment per each equipment specification is
  included in the GMP. Overall building and system commissioning is undefined
  at this time. We have included mechanical and electrical commissioning
  allowances totaling $[***] for the scope of this work to be determined later.

  
	
   

  	
   

  
	
  1.47.

  	
  Commissioning
  is not linked to substantial completion. All guarantees and warranties shall
  commence upon date of substantial completion.

  
	
   

  	
   

  
	
  1.48.

  	
  Any
  work required for procurement and validation beyond what is specifically
  shown to be included within the WT FFEA per exhibit D of this GMP, is
  excluded.

  
	
   

  	
   

  
	
  1.49.

  	
  Not
  used

  
	
   

  	
   

  
	
  1.50.

  	
  Submittals
  (product data and shop drawings) are to be returned to WT within ten (10) 
  working days of A/E receipt for submittals of divisions 1, 4, 6, 7, 8, 10,
  11, 12, 13, and17. Submittals (product data and shop drawings) are to be
  returned to WT within fifteen (15) working days of receipt for submittals of
  divisions 2, 3, 5, 9, 14, 15, and 16.

  
	
   

  	
   

  
	
  1.51.

  	
  Responses
  to future RFI’s will be expected to be received back by WT within three to
  five (3-5) working days (including consultant review time and shipping
  durations). Whiting-Turner reserves the right to request quicker review
  periods if necessary to recover lost time due to design related issues.

  
	
   

  	
   

  
	
  1.52.

  	
  24hr
  — 7 days a week service, warranty calls, guarantee, and maintenance is not included.
  Next business day callback will be provided. This does not include lead times
  for replacement parts or equipment. Next business day call back is included
  during warranty period, however, timeframe for remediation is handled on a
  case by case basis.

  
	
   

  	
   

  
	
  1.53.

  	
  Not
  used

  



 


4

















 


	
  1.54.

  	
  It
  is the A/E of Record’s professional responsibility to confirm that
  named/specified products meet the specification and intent of the design.

  
	
   

  	
   

  
	
  1.55.

  	
  01130-1.4A
  — Retention of LEED-Accredited Professional for the project shall be by
  Others.

  
	
   

  	
   

  
	
  1.56.

  	
  Not
  used.

  
	
   

  	
   

  
	
  1.57.

  	
  No
  “seismic” requirements / provisions have been included.

  
	
   

  	
   

  
	
  1.58.

  	
  Not
  used

  
	
   

  	
   

  
	
  1.59.

  	
  Not
  used

  
	
   

  	
   

  
	
  1.60.

  	
  The
  contractors listed below were awarded prior to the change in MD state sales
  tax from 5% to 6%. We have carried an allowance of $[***] for additional
  costs associated with the sales tax increase to cover these items:

  
	
   

  	
   

  
	
   

  	
  1.60.1.  02A — Accubid

  
	
   

  	
   

  
	
   

  	
  1.60.2.  02B — Superior

  
	
   

  	
   

  
	
   

  	
  1.60.3.  02C — Macris Hendricks & Glascock.

  
	
   

  	
   

  
	
   

  	
  1.60.4.  03A — Miller & Long

  
	
   

  	
   

  
	
   

  	
  1.60.5.  03B — Eastern Caisson

  
	
   

  	
   

  
	
   

  	
  1.60.6.  08A — Pioneer

  
	
   

  	
   

  
	
   

  	
  1.60.7.  14A — Schindler

  
	
   

  	
   

  
	
   

  	
  1.60.8.  16B — Mona

  
	
   

  	
   

  
	
   

  	
  1.60.9.  16C — F.B. Harding

  
	
   

  	
   

  
	
  1.61

  	
  Reference
  the attached Exhibit D: WT Fill Finish Equipment Allowance dated
  8/27/08. The exhibit itemizes the Fill Finish Process Equipment Allowance and
  the scope (WT FFEA) carried within the WT 8/27/08 revised GMP

  
	
   

  	
   

  
	
  1.62

  	
  This
  GMP is based upon the notes, qualifications, & assumptions proposed
  in each individual ARL letter that has been submitted or approved prior to
  5/27/08.

  
	
   

  	
   

  
	
  1.63

  	
  NQA
  Exhibit B, current RFI log dated 6/11/08 is attached. See notes written
  on log for RFIs included and excluded from the GMP. Additionally, here are
  further clarifications the following RFIs:

  



 


	
  ·

  	
  RFI
  23.1: The resolution of this RFI is included in Addendum 12. There is an
  allowance for Addendum 12 included in the GMP. The hardware changes per this
  RFI will be reconciled with the Addendum 12 Allowance.

  
	
   

  	
   

  
	
  ·

  	
  RFI
  45: The Process Equipment List included in this RFI has been superceded with
  Exhibits C and D of this GMP.

  
	
   

  	
   

  
	
  ·

  	
  RFI
  74: The fire damper issue was resolved in Bulletin 1. Cost changes for this
  issue will be addressed in Bulletin 1 PCO.

  
	
   

  	
   

  
	
  ·

  	
  RFI
  180: The resolution of this RFI is included in Addendum 12. There is an
  allowance for Addendum 12 included in the GMP. The trellis modifications per
  this RFI will be reconciled with the Addendum 12 Allowance.

  



 


5

















 


	
  ·

  	
  RFI
  197.1: The Fireman’s receptacles added per this RFI have not been included in
  this GMP. These costs will be submitted in a PCO.

  
	
   

  	
   

  
	
  ·

  	
  RFI
  200: Insulation shown per wall type detail is included. Insulation for wall
  types incorrectly noted on the floor plans is not included. A detailed review
  of floor plans and wall types with the Architect is suggested in lieu of the
  global RFI answer. At the conclusion of the detailed review, the cost impact,
  if any, will be assessed and submitted in PCO form.

  
	
   

  	
   

  
	
  ·

  	
  RFI
  203 and 203.1: These RFIs are unanswered. When the response is received, it
  will be evaluated for cost and schedule impact.

  
	
   

  	
   

  
	
  ·

  	
  RFI
  213: There are multiple conflicts with MEP, structure, and architectural
  elements. Ceiling heights will have to be addressed with the resolution of
  these conflicts.

  
	
   

  	
   

  
	
  ·

  	
  RFI
  233: The side stream filter costs have not been included in the GMP. These
  costs will be submitted in a PCO.

  



 


	
  1.64

  	
  Bulletin
  #1 and any sketches/bulletins after Addendum #16 have not been included.

  
	
   

  	
   

  
	
  1.65

  	
  GMP
  does not include work associated with Miscellaneous invoices 11635 — Misc —
  01 through 11635 — Misc — 08.

  



 


DIVISION
2


 


GENERAL


 


	
  2.1

  	
  Permanent
  paving/striping and concrete sidewalk/apron repair for Comcast and Montgomery
  County/Pepco work is included within the disturbed areas only.

  
	
   

  	
   

  
	
  2.2

  	
  Not
  used.

  
	
   

  	
   

  
	
  2.3

  	
  It
  is assumed that the existing concrete pad and handrail at the south side
  entrance to Phase I building shall remain per RFI #41. Pavers/stone are not
  included in these areas.

  
	
   

  	
   

  
	
  2.4

  	
  Not
  used.

  
	
   

  	
   

  
	
  2.5

  	
  Preconstruction
  damage survey is by the owner.

  



 


02A         SITEWORK & UTILITIES


 


	
  1.

  	
  Removal
  and disposal of hazardous or contaminated material is excluded. (This applies
  to all subcontracts)

  
	
   

  	
   

  
	
  2.

  	
  Spec
  02300-3.H.2 - Cannot proof-roll with dump truck in excavation per specs due
  to limited size and access issues. Will utilize roller ILO dump truck to
  proof-roll for compaction.02300-3.2.A.

  
	
   

  	
   

  
	
  3.

  	
  02300-3.2.C.4
  — 24-hr maintenance of dewatering pumps is not deemed necessary and has not
  been included.

  
	
   

  	
   

  
	
  4.

  	
  02300-3.2.C.8
  — Additional utility fees if pumping water into sewers have not been
  included.

  
	
   

  	
   

  
	
  5.

  	
  02300-3.2.F.4.d
  — WT will provide lean concrete mudmat at their discretion when rain is
  imminent. Placing a mudmat when an excavation is left overnight is not
  included.

  
	
   

  	
   

  
	
  6.

  	
  02300-3.3.D.4.b
  — All alternate methods of drying wet subgrade other than toothing up with
  equipment are excluded. (i.e. using hydrated lime)

  



 


6

















 


	
  7.

  	
  Not
  used.

  
	
   

  	
   

  
	
  8.

  	
  Not
  used.

  
	
   

  	
   

  
	
  9.

  	
  No
  additional utility meter work has been included.

  
	
   

  	
   

  
	
  10.

  	
  No
  gas piping (meter and upstream) has been included. Work by WGL, cost borne by
  owner. WT will only core drill, link seal, and dig at vent area for WGL.

  



 


02B         SHEETING & SHORING


 


	
  1.

  	
  Superior
  Foundation only has included $[***] professional liability insurance.

  
	
   

  	
   

  
	
  2.

  	
  Tiebacks
  and sheeting/shoring located in public spaces are assumed to be left in place
  in accordance with right of way agreement. Soldier piles on property line
  will be cut approximately 4’ below grade and remainder left in place.

  



 


02C         SURVEY


 


02D         LANDSCAPING


 


	
  1.

  	
  Not
  used.

  
	
   

  	
   

  
	
  2.

  	
  Café
  Terrace Tables/Seating at Plaza is excluded.

  
	
   

  	
   

  
	
  3.

  	
  02625-2.1.A
  — Drain lines and perforated drain lines — WT reserves the right to use an approved
  equal to the sole sourced mfg.

  
	
   

  	
   

  
	
  4.

  	
  02800-2.1.E/F
  - WT reserves the right to use an approved equal to the sole sourced mfg.

  
	
   

  	
   

  
	
  5.

  	
  02800-2.1.I.2
  — Irrigation subcontractor will connect irrigation piping to water supplies
  in the locations shown on drawings LI2.1, LI2.2, LI2.3 (11/26/07). Backflow prevention
  by 15A will be installed only as shown.

  
	
   

  	
   

  
	
  6.

  	
  02800-2.1.L
  — WT reserves the right to use approved equals to the single source manufacturers
  for the irrigation system.

  
	
   

  	
   

  
	
  7.

  	
  02800-3.9.B
  — Adjustment, winterization, start-up of irrigation system after turnover,
  shall be by the owner.

  
	
   

  	
   

  
	
  8.

  	
  02910-1.3.D
  — WT will submit soil samples for analysis to the architect. Testing of soil samples
  is excluded.

  
	
   

  	
   

  
	
  9.

  	
  Not
  used.

  
	
   

  	
   

  
	
  10.

  	
  Not
  used.

  
	
   

  	
   

  
	
  11.

  	
  Not
  used.

  
	
   

  	
   

  
	
  12.

  	
  02910-3.15.A.6
  — Mulch is excluded. None is specified.

  
	
   

  	
   

  
	
  13.

  	
  Six
  (6) wooden benches, two (2) trash receptacles, and two
  (2) bike racks have been included in the plaza area. One (1) bike
  rack has been included in the parking garage. All of these items are not
  labeled on the contract drawings.

  



 


02E         SITE CONCRETE


 


	
  1.

  	
  The
  Argentinean concrete benches will have to be produced in 2m sections for
  shipping purposes. These benches require prepayment of preliminary design
  services ($[***]), and 50% prepayment for fabrication of benches.

  
	
   

  	
   

  
	
  2.

  	
  Granite
  curb is assumed to be around street tree planting boxes only per RFI #31.

  
	
   

  	
   

  



 


7

















 


	
  3.

  	
  All
  perimeter curb and gutter except as detailed above is assumed to be concrete.

  
	
   

  	
   

  
	
  4.

  	
  03200-2.1.D
  - Epoxy WWF is not included for concrete topping slab. Assume standard WWF
  per L5.1.1 (11/26/07).

  



 


02F         HARDSCAPE/STONE


 


	
  1.

  	
  No
  granite cladding has been included at the existing concrete planter box on
  the west side of Phase I building along Cameron St.  per RFI #41.

  
	
   

  	
   

  
	
  2.

  	
  Radius
  pavers are only included at radius AA through KK.  All remaining pavers are included as
  segmented.

  
	
   

  	
   

  
	
  3.

  	
  Bio-Wall
  is not included.  An allowance for the
  Bio-Wall has been included.

  
	
   

  	
   

  
	
  4.

  	
  Etching
  “Bio-Walk of Fame” is not included.

  
	
   

  	
   

  
	
  5.

  	
  Sculptural
  seating elements are not included. 
  Conduit shown for infrastructure has been included as shown on E3.01
  dated 11/26/07.

  
	
   

  	
   

  
	
  6.

  	
  Not
  used.

  
	
   

  	
   

  
	
  7.

  	
  04400-2.3.F
  — Location and quantity of weep and vent tubes shall be determined by the
  subcontractor designing the granite wall panels, since no locations are shown
  on the drawings.

  
	
   

  	
   

  
	
  8.

  	
  04400-2.3.G
  — Crack suppression membrane is only being supplied in the elevator cabs per
  direction given by Ramon Santos of SGA.

  
	
   

  	
   

  
	
  9.

  	
  Not
  used.

  
	
   

  	
   

  
	
  10.

  	
  04400
  — Elevator Floor Stone — 3/8” thick standard granite tile, 12”x12” has been
  included.

  
	
   

  	
   

  
	
  11.

  	
  04065-2.2.D.2
  — Stone mortar/grout color must be non-custom color.

  
	
   

  	
   

  
	
  12.

  	
  Stone
  flooring in retail space shown on 2/A5.7 (12/5/07) is excluded.  The retail space is assumed to be unfinished.

  



 


02G         FOUNTAIN


 


	
  1.

  	
  GMP
  Price is based upon Fountaincraft being utilized for the fountain equipment.

  
	
   

  	
   

  
	
  2.

  	
  Not
  used.

  
	
   

  	
   

  
	
  3.

  	
  Not
  used.

  
	
   

  	
   

  
	
  4.

  	
  Not
  used.

  
	
   

  	
   

  
	
  5.

  	
  Not
  used.

  



 


DIVISION 3


 


03A         CONCRETE


 


	
  1.

  	
  Not
  used.

  
	
   

  	
   

  
	
  2.

  	
  It
  is assumed that the overhead power lines are removed or de-energized prior to
  second floor concrete work. No delays to accommodate these lines have been
  included.

  
	
   

  	
   

  
	
  3.

  	
  Excludes
  all impacts (condition & location) of existing caissons.

  
	
   

  	
   

  
	
  4.

  	
  03310-1.6A
  - Field mockups shall be in place.

  



 


8

















 


	
  5.

  	
  03200-2.1.D
  - Epoxy WWF is not included for concrete topping slab.  Assume standard WWF as per L.5.1.1.

  
	
   

  	
   

  
	
  6.

  	
  Items
  included in Shemro’s letter dated 9/17/07 regarding Concrete outstanding issues
  are excluded. If these items have been included/incorporated into the
  documents, they are included.

  
	
   

  	
   

  
	
  7.

  	
  Not
  used.

  
	
   

  	
   

  
	
  8.

  	
  Winter
  weather protection has been excluded by Miller and Long.  Summer weather protection is included as a
  cost of work remaining.

  
	
   

  	
   

  
	
  9.

  	
  Not
  used.

  
	
   

  	
   

  
	
  10.

  	
  03310-3.2.A
  — Vapor barrier is excluded. Preprufe shall be used ILO, as per Div 7.

  
	
   

  	
   

  
	
  11.

  	
  Not
  used.

  
	
   

  	
   

  
	
  12.

  	
  LEED
  certified wood for concrete formwork is not included.

  



 


03B         CAISSONS


 


	
  1.

  	
  Not
  used.

  
	
   

  	
   

  
	
  2.

  	
  Not
  used.

  



 


DIVISION 4


 


04A         MASONRY


 


	
  1.

  	
  Masonry
  lintels have been assumed for the door openings throughout the building.

  
	
   

  	
   

  
	
  2.

  	
  Not
  used.

  
	
   

  	
   

  
	
  3.

  	
  Not
  used.

  
	
   

  	
   

  
	
  4.

  	
  Colored
  mortar excluded (04060-2.1C F & G and as noted in Note 3/Drawing
  G2).

  
	
   

  	
   

  
	
  5.

  	
  Weather
  protection has been excluded by the bidders; it has been included as a cost
  of work remaining.

  
	
   

  	
   

  
	
  6.

  	
  Not
  used.

  



 


04B         PRE-CAST CONCRETE


 


	
  1.

  	
  03450-2.1.C
  — Pigment for concrete shall be same as Phase 1. Color variations may be
  present.

  
	
   

  	
   

  
	
  2.

  	
  VE
  options regarding precast panels per SGA Option #2 on memo (3/10/08) is not
  included.

  



 


DIVISION 5


 


05A         STEEL — STRUCTURAL & MISCELLANEOUS


 


	
  1.

  	
  Not
  used.

  
	
   

  	
   

  
	
  2.

  	
  Not
  used.

  
	
   

  	
   

  
	
  3.

  	
  05500-2.1.A.10
  — Gray iron castings, in reference to nosings have been excluded, as there
  are none on the project.

  
	
   

  	
   

  
	
  4.

  	
  Not
  used.

  



 


9

















 


	
  5.

  	
  Stair
  # 1 and Stair # 2 are cast in place per General Note 11a in 100% Design
  Development Project Manual.

  
	
   

  	
   

  
	
  6.

  	
  Spec
  05080 calls for flouropolymer resin and is not included.  This should be for shop finished materials
  only.

  
	
   

  	
   

  
	
  7.

  	
  All
  interior stairs and platforms in the fill finish area are assumed to be
  painted steel.

  
	
   

  	
   

  
	
  8.

  	
  All
  interior handrail in the fill finish area is assumed to be painted steel.

  
	
   

  	
   

  
	
  9.

  	
  WT
  direct hire structural/misc steel bid is a lump sum price received in a
  competitively bid process.

  
	
   

  	
   

  
	
  10.

  	
  Not
  used.

  



 


05B         ORNAMENTAL METALS


 


	
  1.

  	
  Stainless
  steel planters are assumed to be design build by the subcontractor.

  
	
   

  	
   

  
	
  2.

  	
  Numbers
  #2-4 not used.

  
	
   

  	
   

  
	
  5.

  	
  Mock-ups
  are excluded.

  
	
   

  	
   

  
	
  6.

  	
  Numbers
  #6-8 not used.

  
	
   

  	
   

  
	
  9.

  	
  05700-1.1.A.7/2.5.F
  — Gazebo and trellis structures are assumed to have zinc cladding.

  
	
   

  	
   

  
	
  10.

  	
  Numbers
  #10-11 not used.

  
	
   

  	
   

  
	
  12.

  	
  05700-1.7/2.5D
  — Sample installations shall be completed where feasible, and not necessarily
  prior to the pre-installation conference. 
  WT shall submit samples of finish materials to the architect for
  approval.

  
	
   

  	
   

  
	
  13.

  	
  Numbers
  #13-17 not used.

  



 


DIVISION 6


 


06A         MILLWORK/DOORS-FRAMES-HARDWARE/INTERIOR GLAZING


 


	
  1.

  	
  Not
  used.

  
	
   

  	
   

  
	
  2.

  	
  Plywood
  backing has been included behind the A/V displays at typical locations per
  1/A10.1 (11/26/07).  No other type of
  backing is included.  It is not clear
  on the drawings what is required.

  
	
   

  	
   

  
	
  3.

  	
  The
  5/4” hardwood cap has been included per 1/A10.1 (11/26/07), but it does not
  meet LEED requirements due to the width of the cap.

  
	
   

  	
   

  
	
  4.

  	
  WT
  reserves the right to buy specific door/security hardware from either the
  door subcontractor or the security subcontractor based on what is best for
  the project, not as listed in notes on security drawings.

  
	
   

  	
   

  
	
  5.

  	
  Not
  used.

  
	
   

  	
   

  
	
  6.

  	
  Not
  used.

  
	
   

  	
   

  
	
  7.

  	
  Not
  used.

  
	
   

  	
   

  
	
  8.

  	
  RFI
  #23.1 is not included, no response given by SGA.

  
	
   

  	
   

  
	
  9.

  	
  Numbers
  #9-11 not used.

  
	
   

  	
   

  
	
  12.

  	
  Fire
  extinguishers and cabinets are assumed to be fire-rated where fire-rated
  partitions are shown per the floor plans.

  



 


10














 


	
  13.

  	
   

  	
  Numbers #13-15 not used.

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  16.

  	
   

  	
  06600-3.2.A.7
  – Blocking for owner furnished equipment is excluded, unless specifically
  called for on the contract drawings for OFCI equipment.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  17.

  	
   

  	
  06400-1.3.F
  – All millwork will be built to meet or exceed AWI specifications per
  contract documents. The millwork supplier/subcontractor does not participate
  in the AWI certification program.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  18.

  	
   

  	
  06400-1.6.A.2
  – Woodwork will not be installed by the manufacturer.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  19.

  	
   

  	
  Numbers
  #19-20 not used.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  21.

  	
   

  	
  08110-2.2.E
  /2.3C – Vertical bracing is included where feasible, in some instances it is not
  possible due to overhead ductwork conflicts.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  22.

  	
   

  	
  08110-2.3.B.5.b
  – Not included. There are no double exterior doors on the project.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  23.

  	
   

  	
  08115-2.4.A
  – Not included. Locations not shown on drawings where required.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  24.

  	
   

  	
  08710-1.7.D
  – Warranty period manual closers: 10 years is included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  25.

  	
   

  	
  08710-2.24
  – The manufacturer will not guarantee that there will be zero pass through of
  light through the automatic door bottoms. There is usually a small gap
  between the door/sweep & frame that will let small amount of light
  pass through. Specific light-tight doors and associated hardware would need
  to be specified to make that guarantee.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  26.

  	
   

  	
  08710-2.24.C/D/E
  – Testing is not included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  27.

  	
   

  	
  08805-1.5.B
  – Glass & glazing will not be single sourced. Glass &
  glazing will be purchased under separate contracts.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  28.

  	
   

  	
  Not
  used.

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
  29.

  	
   

  	
  08805-3.4
  – Timing of cleaning is to be completed at WT discretion.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  30.

  	
   

  	
  Numbers
  #30-35 not used.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  36.

  	
   

  	
  4x4
  welded tube steel frames are only assumed at 1st floor lobby per details on
  A10.1. They are not referenced at other locations.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  37.

  	
   

  	
  Standard
  wood blocking is assumed acceptable for structural supports for wall art work
  by the owner. No detail provided. Refer to 1/A4.11.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  38.

  	
   

  	
  RFI
  #48 response is excluded. Door hardware to be as specified per door schedule
  A7.4 (12/5/07).

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  39.

  	
   

  	
  Hold
  open devices on stair gates are excluded. Spring gates shall be provided per
  RFI #44.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  40.

  	
   

  	
  The
  low successful bidder is required to have the packages broken up into
  materials and labor in order to keep the award(s) under $[***] each to
  obtain bonding on each package.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  41.

  	
   

  	
  Not
  used.

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  42.

  	
   

  	
  Note
  on 1/A10.8 (1/11/08) states “Tel/Data/Power outlets to be located in millwork
  by Systems furniture installer”. Locations must be provided by the systems
  furniture vendor/owner during the millwork submittal phase.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  43.

  	
   

  	
  Numbers
  #43-44 not used.

  	
   

  	
   

  



 


11

















 


	
   

  	
  45.

  	
  Openings
  007A and 707A are not shown on the door schedule in Addendum # 15. We have
  assumed 3’0x7’0 HM doors and corresponding welded frames with standard locksets
  and hinges. No security/electric locks provisions are assumed.

  
	
   

  	
   

  	
   

  
	
  DIVISION
  7 

  
	
   

  
	
  GENERAL
  

  
	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  07810-1.9
  – Coordination and sequencing of work by WT. WT will sequence work as needed
  to complete the work in a neat and timely manner and in compliance with the authority
  having jurisdiction.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  2.

  	
  07810-3.4
  – Costs for Independent Testing Agency have not been included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  3.

  	
  07840-1.5B
  – Structural requirements for firestopping have been excluded. Concrete will
  be used to infill large gaps and firestopping via conventional methods will
  be utilized in compliance with the authority having jursidiction.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  4.

  	
  07840-3.4A
  – Identify through penetration firestop systems with preprinted metal or plastic
  labels on both sides of penetrations. This is excluded.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  5.

  	
  07900-1.4.D
  – FDA approved caulk is assumed for joints that come in contact with, or are
  used in areas of drug manufacturing.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  6.

  	
  Not
  used

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  7.

  	
  WT
  and relevant subcontractors (i.e. curtainwall, roofing, metal panel,
  terracotta, etc) reserve the right to modify details on contract drawings to
  utilize industry standard design details at terminations, curbs,
  intersections, etc. of skin systems in order to maintain a weathertight
  system. Coordination will take place during the shopdrawing phase.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  8.

  	
  RFI
  #74 is unanswered and provisions to complete have not been included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  9.

  	
  Field
  testing for visual mockup, providing and install of testing chamber are by others.
  Cost and schedule impacts due to design changes as a result of the mockup
  testing are not included. Materials included in the mockup will be released
  upon receipt of approved shopdrawings, regardless of the pending results of
  the mockup testing performed by the owner.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  10.

  	
  The
  aluminum extrusions will be design/build while attempting to mimic the design
  intent on the contract drawings but the connection details may differ from
  what is included on the contract drawings.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  11.

  	
  07210-2.1.A
  – Insulation is provided in locations noted in the spec and on the contract drawings.
  Locations not shown on these documents to have insulation are not included. RFI
  #200 is unanswered and therefore not included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  07A

  	
  WATERPROOFING

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  07130-2.1.A
  – Low temperature materials are not a viable alternative from Grace. Costs have
  been included for temp heat/protection.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  2.

  	
  07130
  – Waterproofing details shall be as detailed on approved submittals and per manufacturer’s
  standard details.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  3.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  



 


12

















 


	
   

  	
  4.

  	
  07130
  – Standard 5-yr manufacturer’s warranty is included.

  
	
   

  	
   

  	
   

  
	
   

  	
  5.

  	
  07270-3.4.B
  – Allowable air barrier exposure to UV light shall be determined by manufacturer’s
  recommendations.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  6.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  07C

  	
  ROOFING

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  Numbers
  #1-3 not used.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  4.

  	
  Arrays
  and connector is assumed to be same as system Phase I building system. No metal/zinc
  closure pieces are assumed between or under arrays.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  5.

  	
  Numbers
  #5-9 not used.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  10.

  	
  Custom
  colors for roofing membranes, stone mixes, soils, etc. are excluded.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  11.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  12.

  	
  07560-1.5.A/B
  – Manufacturer’s sample for green roof assembly will be provided during submittal
  phase. Proposal is based on TectaGreen product by TectaAmerica Company, LLC.
  Mockups are excluded. Roof area per SGA mockup sketches dated 1/22/08 is not a
  green roof area.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  13.

  	
  Numbers
  #13-14 not used.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  07D

  	
  METAL
  PANELS/LOUVERS

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  2.

  	
  Multiple
  caulk joints are excluded.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  3.

  	
  Numbers
  #3-27 not used.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  07E

  	
  TERRACOTTA
  PANELS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  Numbers
  #1-21 not used.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  DIVISION
  8

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  08A

  	
  CURTAINWALL

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  Numbers
  #1-58 not used.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  59.

  	
  Stainless
  steel sign boxes at retail spaces excluded. These are assumed to be provided by
  the owner per curtainwall shopdrawing review meeting on 1/17/08. Stainless
  steel support for stainless steel sign boxes are included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  60.

  	
  Fritting
  and frosting on single side of glass only is included (08900-3.04.L).

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  61.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  62.

  	
  Aluminum
  framing and extrusions per 2/A6.7 and 1/A5.15 (addendum #15) around louvers
  are included in the Addendum #15 allowance.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  63.

  	
  Addendum
  # 15 pricing does not include any Biowall work.

  



 


13

















 


	
   

  	
  64.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  65.

  	
  Building
  envelope peer review is not included in the GMP. Owner has retained services
  of consultant outside of GMP.

  



 


	
  DIVISON
  9

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  09A
  – EXTERIOR STUDS/SHEATHING & DRYWALL

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  2.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  3.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  4.

  	
  09100-2.2.B
  – Metal stud framing gage shall be as indicated on per wall types designated
  on the contract drawings.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  5.

  	
  09100-3.3.B.11
  – Wood blocking has not been included for owner supplied items, with the
  exception of mounting the owner supplied TV’s and wall hung artwork.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  6.

  	
  09100-3.3.E
  – Shaftwall will be sealed in accordance with referenced UL listing and according
  to the authorities having jurisdiction.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  7.

  	
  09250-3.3.A.7
  – Ceiling GWB boards will not be applied before GWB ceilings and walls occur
  due to sequence of activities and fire marshal inspections of above ceiling work.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  8.

  	
  09250-3.4.C.6
  – Sealing of sides and backs of electrical boxes to completely close off
  openings and joints is not included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  9.

  	
  Level
  5 finishes are excluded. Level 4 finishes are included at painted surfaces.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  10.

  	
  Numbers
  #10-24 not used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  25.

  	
  Walls
  that are specified as full height may conflict with ductwork above.
  Fire-rated walls shall be full height but other walls may need to be framed
  around ductwork.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  26.

  	
  09510-2.3.C
  – Grid attachment devices shall be as recommended by the manufacturer.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  27.

  	
  Not
  used.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  28.

  	
  Not
  used - see item 1.20 under GENERAL section.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  29.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  30.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  31.

  	
  Horizontal
  shaftwall detail per A4.2 (11/26/07) is only included at top of stair shafts
  as indicated.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  32.

  	
  Mockups
  are excluded, except for the Exterior Visual Mockup and benchmarks as required
  by specifications.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  09C

  	
  TERRAZZO

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  Terrazzo
  pattern assumed to be as delineated per RFI #33. No other special pattern or design
  is included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  2.

  	
  Not
  used.

  
	
   

  	
   

  	
   

  
	
   

  	
  3.

  	
  Custom
  color glass chips/terrazzo is not included.

  
									



 


14

















 


	
   

  	
  4.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  5.

  	
  Crack
  suppression membrane is included for 5% of area. $[***] in cost of work of remaining
  has been included for 100% crack suppression membrane.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  6.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  7.

  	
  09440-1.5.A
  – Sample installation is excluded. In-place benchmark has been included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  8.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  



 


	
  09D

  	
  FLOORING
  (VCT/SEAMLESS VINYL/CARPET/TERRAZZO TILE)

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  It
  is assumed that Armstrong Medintech Sheet Vinyl and Johnsite Cap and Cove
  Stick are acceptable products.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  2.

  	
  09650-2.2.B.4
  – Architect to specify non-custom color for terrazzo tile.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  3.

  	
  09650-1.3.E
  – WT will submitted test reports previously conducted by the manufacturer.
  New testing is not included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  4.

  	
  09650-2.2.A
  – Sheet linoleum is not included. Per spec 09652 sent via email from Jim Hirt
  of IPS dated 2/20/08 sheet vinyl flooring is required in these areas.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  5.

  	
  09650
  – All items pertaining to sheet linoleum flooring is excluded since it is not
  being provided.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  6.

  	
  09650-3.4.E/F
  – Two coats of polishing is included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  7.

  	
  09680-1.6.D/3.5.A
  – Manufacturer’s inspections are not included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  8.

  	
  09680-1.7.B
  – Sample installations are excluded.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  9.

  	
  01735-2.1.E
  – Terrazzo tile – WT will match existing terrazzo based on color product number
  designated by architect. New terrazzo tile will look slightly different than
  existing due to the fact that terrazzo tile darkens as it ages.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  09E

  	
  EPOXY
  FLOORING

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  09310-1.5.B
  – Mockup is not included. In-place benchmark has been included. This is a material/quality/performance
  in-place sample that will be part of the finished product.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  2.

  	
  09402-2.1.A
  – Modify to state Stonhard or equal is acceptable.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  09F

  	
  CERAMIC
  TILE

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  Shop
  drawings are not included; they are not required per the specifications.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  2.

  	
  Sample
  installation is not included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  3.

  	
  Grout
  sealer is not included, not required per spec.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  4.

  	
  09310-2.5.C
  – Metal trim – Aluminum edge trim is included per contract drawings. Stainless
  steel edge trim per referenced spec section is not included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  09G

  	
  PAINTING &
  WALLCOVERINGS

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  09720-1.9.B/3.1.B
  – Testing of substrates for wall coverings is not included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  2.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  



 


15

















 


	
   

  	
  3.

  	
  09900-1.5.C
  – The following items are not shop primed and therefore will not be field painted:
  Metal decking (galvanized), architectural woodwork (shop painted), fire extinguishers
  and valve cabinets (shop painted with SS doors and trim), mechanical and electrical
  equipment and accessories (shop painted).

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  4.

  	
  09900-1.7.B
  – Samples are not included, benchmarks can be provided.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  5.

  	
  09900-3.4.C
  – Painting of MEP equipment, ductwork, piping, and related accessories is not
  included. Painting of exposed sprinkler pipe and gas pipe is included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  6.

  	
  09900-3.4.E
  – Painting of back sides of access panels and removable or hinged covers to
  match exposed surfaces is not included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  7.

  	
  09900-3.8/09905
  – Epoxy paint is included in areas as described on the finish legends and
  finish schedule A7.6F (1/11/08).

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  8.

  	
  Striping
  of garage includes parking space lines and handicap spaces only. Painting of arrows
  on ramp and painting of curb at median is not included. The question was not addressed
  on constructability comments. Additional garage signage has not been included.
  Preferred Parking signs required by LEED are assumed to be by the owner.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  9.

  	
  Concrete
  sealer is included in all mechanical rooms above the cellar per email from E.
  Jayne dated 1/8/08.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  10.

  	
  Numbering
  of parking spaces is not included.

  



 


	
  DIVISION
  10

  	
   

  	
   

  
	
   

  	
   

  	
   

  
	
  General

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  No
  corner guards, except the two (2) exterior included in 05B, are included
  in the base building. Corner guards for the fill finish area are included in
  the fill finish breakdown.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  10A

  	
  CURTAIN
  RODS/MECHOSHADES/BLACKOUT SHADES

  
	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  Curtain
  rods are included per Addendum #1; curtains are not included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  10C

  	
  WINDOW
  WASHING EQUIPMENT/ROOF ANCHORS

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  An
  allowance has been provided for design/build window washing equipment,
  davits, roof anchors, window washing monorails, and testing.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
  DIVISION
  11

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  Signage
  for building and garage is included in the GMP as an allowance.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  2.

  	
  Numbers
  #2-4 not used.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  5.

  	
  Aluminum
  angle per detail 11/A7.5 (11/26/07) for signage is to be included in the
  signage allowance.

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  6.

  	
  Kitchen
  appliances are not included.

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  7.

  	
  A/V
  equipment is included within a line item allowance. (Displays, mounts,
  screens, projectors, video conferencing, etc.).

  



 


16

















 


	
  DIVISION
  12

  
	
   

  
	
  GENERAL

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  Exclude
  all furniture other than millwork listed in Division 6. Furniture whips to be
  turned over to electrician prior to them starting trim-out work on the
  floors.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  12A

  	
  CASEWORK

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  Only
  built-in case work and shelving, and fume hoods are included. All
  freestanding components such as lab furniture, equipment, and laminar flow
  hoods are not included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  2.

  	
  12356-1.4.E
  – Full size samples are not included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  3.

  	
  12356
  – Acid storage cabinets are included. In some locations it is unclear on the contract
  documents which (acid, flammable, etc) is required.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  4.

  	
  Not
  used.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  5.

  	
  12536
  – RFI #067 – A sheetmetal utility carrier is not included. Deck mounted
  fixtures will be provided.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  6.

  	
  12356-2.10
  – Stamped or etched labeling on stainless steel cover plates at receptacles,
  switches, terminal posts, and other locations is not included. Labeling per
  spec 16140 is included and will be performed by 16A subcontractor.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  7.

  	
  Laminar
  flow hoods are by the owner.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  DIVISION
  13

  
	
   

  
	
  GENERAL

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  13100-3
  Section 3.3-A and B – Field Quality Control – Owner to provide WT Phase
  I UL Master Label Certificate. No inspections, rework, or certification has
  been included for Phase I.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  2.

  	
  13267-1
  Section 1.4-A – Raised floor is excluded. None is shown.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  3.

  	
  13267-7
  Section 2.13-A – Reference to division 26 is excluded, no division 26
  exists.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  13700-29
  Section 2.6-K.1 – Wire and Cable - All references to government work is excluded.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  4.

  	
  13700-34
  Section 3.4-E.1 – Testing – Siemens proprietary system shall be installed
  as an extension to Phase I. Standard Siemens testing has been included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  5.

  	
  13930-16
  Section 3.3-C- Piping Installation – No seismic requirements have been included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  6.

  	
  13930-22
  - No labeling of sprinkler piping is included. Exposed sprinkler pipe shall
  be painted under division 9 per MCDPS, FM standard.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  7.

  	
  13967
  Section: Clean-Agent Fire Extinguishing System – Spec 13967 is excluded, as spec
  13267 takes precedence.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  8.

  	
  Numbers
  #8-11 not used.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  12.

  	
  Reserve
  containers of clean agent is not included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  13.

  	
  Numbers
  #13-14 not used.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  15.

  	
  WT/sprinkler
  subcontractor neither supplies nor maintains the water supply. WT/sprinkler subcontractor
  recommends that the water be tested and then treated, if necessary, for 

  



 


17

















 


	
   

  	
   

  	
  any
  microbiological organisms that may influence corrosion. Testing and treatment
  of the water supply and costs associated therewith, is the sole
  responsibility of the owner.

  
	
   

  	
   

  	
   

  
	
   

  	
  16.

  	
  All
  areas with ceilings will be protected by quick-response concealed pendent
  sprinklers. In addition, the areas indicated as process will be protected by
  special concealed pendent sprinklers with a clean room gasket. All concealed
  pendent sprinklers will have factory white cover plates. All areas exposed to
  the structure will be protected by brass upright sprinklers.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  17.

  	
  Fumehoods
  – no fire protection has been included inside laboratory fumehoods.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  18.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  19.

  	
  Assume
  no sprinkler coverage above suspended wood ceilings. (Sprinkler heads will penetrate
  wood ceiling panels)

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  20.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  21.

  	
  We
  have carried an allowance for support steel above the 3rd floor ceiling. System is currently
  not shown or designed and will require these additional supports.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  22.

  	
  An
  allowance has been carried for wet pipe systems if deemed necessary, not
  currently shown in the design. This is for protection above the 3rd floor ceiling and any aesthetic
  changes to the PEG layout.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  23.

  	
  An
  allowance has been carried for dry pipe systems. This is for coverage under
  beams and additional feeds as deemed necessary.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  13B

  	
  COLD
  ROOMS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  The
  cold room is excluded. See Exhibit D for Fill Finish Equipment scope
  included in GMP..

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  14A

  	
  ELEVATOR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  2.

  	
  Elevator
  #3 will be a holeless dual jack hydraulic elevator in lieu of the specified
  overhead traction elevator as per VM #62 and ARL #10.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  3.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  4.

  	
  Schindler
  will not name other parties as additional insured on their insurance policies.
  They will provide OCPL insurance in lieu of above.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  5.

  	
  14210-23
  Section 3.08-A.5 – Standard O&M manuals will be provided.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  6.

  	
  If
  there are discrepancies between Schindler’s standard products and the project
  specifications Schindler’s standard products shall prevail.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  7.

  	
  14210-4
  Section 1.05 – Document Verification is excluded. This is assumed by SGA
  at submittals.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  8.

  	
  14210-8
  Section 2.01-A – Summary No Visible Company Name or Logo. This is excluded
  – Schindler Items as per Quote (std. Cabs, etc.)

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  9.

  	
  14210-10
  Section 2.03-H – Car Performance Airborne Noise criteria is excluded.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  10.

  	
  14210-16
  Section 2.08-F.1 and 2 – Car Equipment

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
  1
  .Cars 1 and 2: No allowances have been carried for elevator flooring as specified.
  Granite flooring has been carried in another division (9).

  
												



 


18

















 


	
   

  	
   

  	
   

  	
  2. Per
  RFI 86/86.1, stainless steel floor in elevator #3 is provided by others.  This is carried under the base building
  division 14.

  
	
   

  	
   

  	
   

  
	
   

  	
  11.

  	
  14210-22
  Section 3.07-C – Acceptance Review and Tests

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  Furnish
  labor, materials, and equipment necessary for Consultant’s review. Notify Consultant
  a minimum of five (5) working days in advance when ready for final
  review of elevator or group. This statement is excluded.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  12.

  	
  Specification
  14210-13 section 2.05 B 6&7 – Monitor system interface and providing the controller
  to be lockable “open” is excluded. The BAS specification does not call for wiring
  or graphics to accommodate this.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  13.

  	
  Adjusting
  will be in accordance with industry standard.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  14.

  	
  Overhead
  sheave beams cannot be isolated. Hoistway equipment to be standard.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  15.

  	
  Standard
  vandal resistant push buttons are included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  16.

  	
  Large
  stainless steel frame headers have been included to achieve the transom look.
  8'-0" door heights with 9" extended head jambs on cars # 1 and 2
  have been included.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  17.

  	
  As per
  RFI 8, we have not included any tie ins to the phase 1 elevator / fire alarm
  recall. These elevators will not be interlocking.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  15A

  	
  MECHANICAL

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  1.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  2.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  3.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  4.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  5.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  6.

  	
  Pits
  are assumed to be cast in place by division 3. Pit basins and lids have not
  been included and are assumed not required. Roadable / gasketed hatches as
  per spec section 08310 will be installed to cover these pits.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  7.

  	
  Stainless
  steel duct, including Jacobs Specialty, has not been carried as per ARL #15. At
  that time, we figured 15,000 lbs of type 304 SS SMACNA duct with $[***] for
  pickling and $[***] for additional pressure testing. We have reduced the
  allowance to $[***] due to recent meetings, as we believe the scope is not as
  extensive (less expensive materials and fewer runs). Hence, RFI #128 is
  included as defined above.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  8.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  9.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  10.

  	
  It
  is assumed that it is acceptable to locate VAV boxes in areas with no
  ceilings as shown per mechanical drawings.

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  11.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  12.

  	
  Not
  used.

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
  13.

  	
  15010-5
  Section 1.8-C – Coordination and Fabrication Drawings - Drawings will be
  signed and dated by WT and relevant subcontractors. No engineering stamps are
  included.

  
								



 


19














 


14.           15010-5 Section 1.10-C
– Submittals – Sepia copies are not included.


 


15.           15010-6 Section 1.10-E.1
and 3 – Submittals - WT:  We will use
standard WT submittal processing sheets, AIAG810 is excluded.  See below submittal stamp language.  Note this stamp applies to all submittals in
all divisions.


 


RECEIVED AND REVIEWED FOR GENERAL DESIGN,
ARRANGEMENT & APPEARANCE ONLY BY 
WHITING-TURNER CONTRACTING.


 


	
  Job No.

  	
  11635

  	
   

  	
  No Exception
  Taken

  	
  o

  
	
   

  	
   

  	
   

  	
   

  
	
  Sub No.

  	
   

  	
   

  	
  Reviewed
  w/Comment

  	
  o

  
	
   

  	
   

  	
   

  	
   

  
	
  Date

  	
   

  	
   

  	
  Rev &
  Resubmit

  	
  o

  
	
   

  	
   

  	
   

  	
   

  
	
  Target Date:

  	
   

  	
   

  	
  Rejected

  	
  o

  
							



 


Review is only for the conformance with the design of the project and
compliance with the information given in the contract documents.  Contractor is responsible for: dimensions to
be confirmed and corrected at the jobsite, information that pertains solely to
the fabrication processes or to techniques of construction, and the
coordination of the work of all trades.


 


	
  By

  	
   

  	
   

  	
  Date

  	
   

  
	
  Whiting-Turner Contracting Company

  	
   

  



 


16.           15010-7 Section 1.11-A
–Substitutions – This statement is excluded.


 


17.           15010-9 Section 3.1-A.7
– Special Responsibilities


Make
reasonable modifications in the work as required by normal structural
interferences, pay all expenses to the General Contractor for additional
openings or relocating or enlarging existing openings through concrete floors,
walls, beams and roof provided for the HVAC work.  WT note - Changes to the structure after
approval and coordination are not included.


 


18.           15010-10 Section 3.1-C.2
– Special Responsibilities


Prior
to interruption of essential services, obtain the Architect’s/Engineer’s
approval of the method proposed for minimizing service interruption.


 


Change “Architect/Engineer” to Owner.


 


19.           15010-10 Section 3.1-D
– Special Responsibilities


Instructions
given to such a representative by the Architect/Engineer shall be binding on the
Contractor.  WT – This statement is
excluded.


 


20

















 


20.           15020-3 Section 3.2-B
– Work Prior to Commissioning


Contractor
may be obligated to compensate the Commissioner to test the revised product, or
confirm the suitability/unsuitability of the substitution or revision.  WT - This statement is excluded.  See previous note #14 on substitutions.


 


21.           Not used.


 


22.           15050-12 Section 3.6-A
– Painting – Painting only included for gas and exposed sprinkler lines.  Painting included in division 9.


 


23.           15075-8 Section 3.6-A
– Valve-Schedule Installation


Mount
valve schedule on wall in accessible location in each major equipment room.


Note
– locations must be given by owner.


 


24.           15080-3 Section 1.5-C
– Quality Assurance


Mockups
- A/E Approve Rep. Sample of in Place Work


No
Destructive Testing is included.


 


25.           Insulation
materials standards will be provided per RFI #P-0087, revised spec 15080.


 


26.           15121-1 Section 1.4-B
– Submittals


Shop
Drawings: Signed and sealed by a qualified professional engineer.  This statement is excluded.  Cut sheets will be provided.


 


27.           15140-2 Section 1.6-A
– Project Conditions


Interruption
of Existing Water Service:  Shutdowns
will be coordinated with the owner. No additional monies have been included to
provide temporary water to the Phase 1 building.


 


28.           15145-15 Section 3.3-A
– Labeling and Identifying


Factory
attached plates are included.  All other
labeling is excluded.


 


29.           15185-7 Section 3.2-A.2
– Concrete Bases - For supported equipment, install epoxy-coated anchor bolts
that extend through concrete base and anchor into structural concrete
floor.  WT Note:  If anchor bolts are required, we shall
provide standard non-epoxy bolts.


 


30.           15189-15 Section 3.3-A
and B : Water Softener Installation


Install
water softener equipment on concrete bases.  
Anchor mineral and brine tanks and floor-mounting accessories to
substrate.


 


Anchoring
is assumed not necessary or desired. 
Mineral and brine tanks are moved for rebedding / refilling and cleaning
/ maintenance periodically.


 


31.           15189-17 Section 3.5-E
and F: Field Quality Control - Sample water at four-week intervals. . .Note –
The duration of this activity is assumed to be from the point when system is
ready until substantial completion.


 


32.           15194-2 Section 1.7-A.1
and 2:  Fuel Gas Piping Coordination –
Gas shutdown are not assumed by WT.


 


21

















 


33.           15194-8 Section 3.11-B:
Fuel Gas Piping Painting - Paint service meters, pressure regulators, and
specialty valves. Color grey


W-T Note: This is assumed by
WGL, WT will paint exposed gas piping in phase 2A yellow per WSSC.


 


34.           15410-3 Section 1.5-H
and H.1 – Quality Assurance - Comply with the following applicable standards
and other requirements specified for lavatory and sink faucets:


 


WT
Note: Backflow Protection Devices for faucets, vacuum breakers, backflow
prevention shall only be provided when specified or shown.


 


35.           15445-6 Section 3.5-E
– Start-Up Service – Normal occupancy hours are assumed to end at 4pm.


 


36.           15471-8 Section 3.11-Part 4
– Demonstration - Piping Data Sheet SS3 and CU2 are excluded, they are not
listed in the spec.  WT does not have
these sheets.


 


37.           15481-10 Section 3.10-Part 4
– Demonstration - Piping Data Sheet SS3 and CU2 are excluded, they are not
listed in the spec.  WT does not have
these sheets.


 


38.           15485-14 Attachment
02, Attachment 03– Piping Data Sheet - Piping Data Sheet SS3 and CU2 are
excluded; they are not listed in the spec. 
WT does not have these sheets.


 


39.           Exclude Boiler
Inspectors Requests Not Specifically Shown on

Contract Docs.


 


40.           15513-9 Section 3.4-E.7
and 8 - Performance Tests – WT will notify Engineer as required.


 


41.           15550-2 Section 1.6-A.1
– Warranty


Warranty
Period: [10] [15] [25] <Insert number>
years from date of Substantial Completion.  
WT Note - Manufacturer’s standard warranty included since no duration is
specified.


 


42.           15625-4 Section 1.9-A.1
and 2 – Warranty - Extended warranties include, but are not limited to, the
following: W-T: Exclude “but are not limited to”.


 


43.           15625-22 Section 3.6-A
– Demonstration - Engage a factory-authorized service representative to train
Owner’s maintenance personnel to adjust, operate, and maintain chillers.  WT Note – We assume no video recording
provided for this training session, as no other sections require.


 


44.           15635-2 Section 2.2-F.1
– Products – No leak detection system is included for chilled water.


 


45.           15734-2 Section 1.5-D
– Submittals – Standard color will be provided.


 


46.           15815-3 Section 1.5-E
– Quality Assurance – In-place mockups are included only.


 


22

















 


47.           Where ducts pass
through fire-rated interior partitions and exterior walls, install fire dampers.
Comply with requirements in Division 15 Section “Duct Accessories” for
fire and smoke dampers.  W-T: Only
includes FD’s where Shown, Per SMACNA. We have
included fifteen (15) additional that will be required and
are not shown. This is not inclusive of the fourth floor.  We have not included any costs for fire dampers
or fire-rated assemblies related to openings in the 4th floor.


 


48.           15815-15 Section 3.8-A
– Painting of interior of metal ducts is not included.


 


49.           Ducts for future
connection to Dishwasher Hoods: Type 304, stainless-steel sheet – This is
excluded.  WT to provide aluminum duct
per M2.02.


 


50.           15815-19 Section 3.12-F
– Duct Schedule


Liners
for ducts – Included providing only where denoted on drawings.


 


51.           15855-2 Section 1.3-B
through D – Submittals


B.
Samples for Initial Selection: For diffusers, registers, and grilles with
factory-applied color finishes, WT will submit factory color chart for color
selection.  No custom colors are
included.


C.
Samples for Verification: For diffusers, registers, and grilles, in
manufacturer’s standard sizes to verify color selected W-T:  This is excluded, WT will provide cut sheets
for approval.


D.
Coordination Drawings: Reflected ceiling plans, drawn to scale, on which the following
items are shown and coordinated with each other, using input from Installers of
the items involved:  WT - Industry standard
coordinated drawings are provided.


 


52.           Not used.


 


53.           15905-5 Section 3.6
- Systems Documentation – This is not included. 
SGA to update contract documents. 
WT will submit legible red-line as-builts for coordination.


 


54.           15910-7 Section 3.4-A,
B and C – Training – Training is assumed to be at one (1) session.


 


55.           15950-4 Section 1.6-A
and B – Project Conditions


A.    Full Owner Occupancy: Owner will
occupy the site and existing building during entire TAB period. Cooperate with
Owner during TAB operations to minimize conflicts with Owner’s operations.  WT Note – This is not included.  No occupancy during construction phase.


 


B.    Partial Owner Occupancy: Owner may
occupy completed areas of building before Substantial Completion. Owner to
coordinate with WT so as not to adversely impact construction activities.


 


56.           15950-5 Section 1.8-B
– Excluded. TAB, Inc. will provide their standard package.


 


57.           15950-18 Section 3.25
– Assumed by Montgomery County Fire Marshall Standards.


 


58.           15955-3 Section 3.3-B
– Work to Resolve Deficiencies – WT has included no experimental work.


 


23

















 


59.           Not used.


 


60.           15980-2 Section 1.2-G.3.b
– Description of Work – Division 16 specifications shall dictate MC cable
usage.


 


61.           15980-2 Section 1.2-G.6
– Description of Work – This shall be provided under Division 16.


 


62.           15980-40 Section 3.10-A,
D, F and G – Warranty – Maintenance is not included.


 


W-T:
24 Hour Callback


 


1.     On-line support services shall allow the
local BAS subcontractor to dial out over telephone lines to monitor and control
the facility’s building automation system. This remote connection to the
facility shall be within 2 hours of the time that the problem is reported. This
coverage shall be extended to include normal business hours, after business
hours, weekends and holidays.  WT Note:  Connection to existing building networks and
UT building security shall be by the owner.


 


63.           Not used.


 


64.           Elevator oil minder system will be
provided.  No expander cables have been
included to remotely locate the control module. 
The control module will be located in the nearest adjacent room.


 


65.           WT will provide neat, legible red-lined
as-built drawings to the A/E.  Creating
new drawings is excluded.


 


66.           Coordinated drawings are included. Approval
by A/E will release for fabrication. Changes in coordination drawings for
aesthetics, ergonomics etc. may result in additional costs to the GMP.


 


67.           The fill finish AHU’s were purchased based on
the 15725 specification included within the 100% CD’s.  Spec section 15727 was issued for
construction with Bulletin # 1. 
Additional modifications were made in submittal review as well as
Bulletins 10 & 12.  The added
cost to modify the AHUs for all these changes is in the $[***] range.  As agreed on 10-6-08, once the final add cost
is determined with the subcontractor, we will identify and separate the Add to
GMP amount for changes due to submittal modifications and Bulletins 10 &
12 from the total AHU change cost.  The
remaining costs are to be split 50/50, Add to GMP vs. In GMP.


 


68.           RFI
# 233 is not included.  We have the
scheduled 100 GPM filter.


 


69.           RFI # 236 is not included.  There is an error in the specifications (we
believe a typo).


 


70.           RFI # 237 is included within the allowance
for the WSSC added “bubblers.”


 


71.           RFI #225 is not included.


 


72.           RFI #235 is not included.


 


24

















 


15B         FIRE PROTECTION – See division 13 general for NQA’s.


 


16A         ELECTRICAL


 


1.             Wiring and terminations of 0A fixtures are by
others.  (PEPCO)


 


2.             Primary and secondary cabling is by PEPCO up
to the C/T.


 


3.             Comcast, Montgomery County, RCN, and Verizon
cabling is not included.


 


4.             No painting of conduit is included.


 


5.             Any references to NECA shall be evaluated
with the NECA Checklist.  Depending on the
score this shall determine whether it is Col. 1, 2, or 3 work.


 


6.             UL listing of oil minder systems are excluded.  WT is purchasing and installing scheduled
equipment and UL listing is assumed not required as pumps have UL508 and UL778
approval standards.


 


7.             Fire alarm work is based on providing a
Simplex Grinnell addressable fire alarm system per the fire alarm
drawings.  Standard fire alarm devices
shall be used and all fire alarm circuits shall be two-wire (Class “B”).


 


8.             All wiring in the slab and/or in the ground
shall be installed in PVC and/or ENT conduit.


 


9.             Not used.


 


10.           Repairs, not resulting from WT construction activities, to existing
electrical systems and fixtures are not included.


 


11.           P.E. stamped/NICET drawings are not included. Sole-sourced Simplex
drawings will be provided.


 


12.           Not used.


 


13.           16010-1 Section 1.2-F.2, 3 and 4 – Summary


 


Paragraph
record drawings - WT will turn over a set of red-line as-builts or SGA to
update contract drawings as necessary. 
WT will transmit a CD-R of all jobsite photographs at the end of the
project.


 


Paragraph
SUBMITTALS. Submittal durations and processing time are as defined in WT schedule.
This is inclusive of all consultant review and coordination.


 


14.           16010-2 Section 1.4-G
– Contract Documents


Exact
location of receptacles, light fixtures, exit signs, fire alarm devices, etc.,
shall be coordinated with the architectural drawings and shall not be scaled
from location indicated on the electrical drawings.  WT note: 
If not shown, the WT will install items at scaled or industry standard
locations.


 


15.           16010-3 Section 1.5-A
– CAD Files – It is assumed that CAD files will be turned over to WT/subcontractors
at no additional cost after waiver is executed.


 


16.           16010-3 Section 1.6-D
– Discrepancies in Documents – Conduits shall be installed in a workmanlike
manner within the decks as permitted. 
Any conduits that are unable to be installed in the deck shall be
surface-mounted, exposed, or concealed above accessible ceilings.


 


25

















 


17.           16010-4 Section 1.7-B
– Modifications in Layout – Conduit layout shall be as close to coordinated
drawings as possible.  Conduits may be exposed
or concealed.  Review of coordinated
drawings shall verify acceptance of the proposed routing/layout.


 


18.           16010-4 Section 1.9-A.6
– Related Work in Other Sections


Painting, except as specified herein


W-T: No Paint of Electrical Systems Has Been Included.


 


19.          16010-7 Section 1.14-A
– Record Drawings – Excluded.  Red-line
as-builts with separate photo CD-R will be provided.


 


20.          16010-7 Section 1.14-E.1
– Record Drawings – As-builts should be updated by SGA after turnover to the
owner.


 


21.          16010-7 Section 1.14-F
– Excluded.


 


22.          16010-8 Section 1.15-C
– Bulletins, Manuals, and Operating Instructions – If owner determines that
certain systems require additional instructions this will provided at additional
cost.


 


23.           16010-9 Section 1.17-C.1
Submittals – Cover sheets will be submitted as requested. Each cover sheet
shall be evaluated on a case by case basis. 
Incompleteness or mislabeling on cover sheets shall not constitute
reason for rejection.


 


24.           16010-10 Section 3.6-B.2
– Shop Drawing Cover Sheet – WT will submit shop drawings/submittals with
standard WT submittal stamp (see 15A-13) and RGV electrical submittal
sheet.  Inclusion of this cover sheet
shall not release the design team of any obligations.  RGV shall be the code and UL verifying
authority.


 


25.           16010-11 Section 1.17-D.2,
6 and 7 – Submittals – Excluded.


 


6.
Faxes shall not constitute a shop drawing and will not be reviewed as such.
Proper submittals shall be made in a timely fashion.


W-T
note:  Strike both “not” within the
aforementioned statement.


 


7.
General catalog cuts without identifying the proposed product will not be
reviewed.  Options included shall
be appropriately marked on the submittal.


 


26.           16010-12 Section 1.17-F.1
– Submittals - W-T: Substitutions That Benefit Owner/Project may be proposed.


 


27.           16010-12 Section 1.17-G.1-3
– Submittals  – Excluded.  A/E shall approve and be responsible for
deviations, substitutions, as submitted. 
Substitutions shall be submitted and marked as necessary.


 


28.           16010-13 Section 1.17-J
– Submittals - W-T: Duration as Per the Schedule.


 


29.           16010-13 Section 1.17-K.1
– Submittals – Excluded.  See
specifications for required submittals.


 


26

















 


30.           16010-14 Section 1.18-I
– Coordination Drawings – Mylars are excluded.


 


31.           16010-14 Section 1.18-K.2
– Coordination Drawings:


Minor
field adjustments shall be made and red-lined on drawings.  Major changes by Archited/Engineer to
coordination drawings shall be issued by Bulletin.  Major changes by contractor to coordination
drawings shall be proposed in writing.


 


32.           16010-19 Section 3.5-E
– Selective Demolition


Shutdowns
and interruptions of existing utilities will be required to complete the
work.  WT will establish a work plan and
coordinate shutdowns with Owner. 
Temporary services (generator, water tank, etc..) are not included.


 


33.           16010-19 Section 3.6-B.1
– Project Close-Out Procedure


Items
included on the specified Project Close-Out checklist are included.  All other items are excluded.


 


34.           Not used.


 


35.           Not used.


 


36.           16050-2 Section 3.1-B
– Execution – See item #5 above.


 


37.           Measurement and
verification system is excluded per Value Management.


 


38.           16075-8 Section 3.2-I
– Installation – WT:  Nothing to receive
field painting.


 


39.           16130-7 Section 3.2-G
– Installation – EMT may be exposed in areas that do not facilitate concealment.


 


40.           16130-8 Section 3.3-A.6
– Installation of Underground Conduit – This is excluded.


 


41.           16269-2 Section 1.4-C – Submittals – Coordinated drawings for VFD’s
are not included.


 


42.           MCLA General Notes to Lighting Fixture Schedule dated 10/4/07:  All notes and references from this document
are excluded.


 


43.           Not used.


 


44.           01510-1.4.D.2 – Re-lamping of entire building is excluded.  WT will replace lamps that are burned out up
to and at the time of substantial completion.


 


45.           An allowance of $[***] for UT insurance requirements has been carried.


 


46.           Coordinated drawings are included. Approval by A/E will release for
fabrication. Changes in coordination drawings for aesthetics, ergonomics etc.
may result in additional costs to the GMP.


 


47.           Not used.


 


48.           RFI 197.1 is excluded.  More time
to evaluate and price is needed.


 


49.           RFI # 203.1 are excluded.  No
info has been provided on the outstanding SSE issues.


 


50.           RFI # 224 is excluded.  Phase 1
lightning protection work is not included.


 


51.           Not used.


 


27

















 


16C         TEMPORARY ELECTRIC


 


1.             Not used.


 


16D         PEPCO INFRASTRUCTURE / MC-COMCAST INFRASTRUCTURE


 


1.             A change order will be written to BFJ for the
amount in excess of the PEPCO work ARL allowance as shown within the line item
GMP.


 


2.             Not used.


 


3.             Not used.


 


4.             Not used.


 


16E          SECURITY


 


1.             New ACS and CCT devices will be connected to
existing hardware located in Phase I building.


 


16F          DATA & TELECOM


 


1.             Exposed conduit for data/telecom work may
occur.  All conduit for this work may not
fit in the slab and allow for industry standard / manufacturer approved
installations.


 


16G         PHOTOVOLTAIC ARRAY


 


1.             The PV Array is assumed as a design build by
Vermont Solar.


 


Fill
Finish Notes/ Qualifications/ Assumptions


 


GENERAL
NOTES


 


1.             The following notes are specific to the
fill/finish portion of the project. The base building shell notes are also
applicable.


 


2.             Not used.


 


3.             Not used.


 


4.             Impacts due to late deliveries of
owner-furnished equipment are excluded.


 


5.             Standard construction cleaning and wipe-down
cleaning is included inside the cleanrooms, however in-production-grade
cleaning appropriate for particle counting or sterility testing is not
included.


 


6.             Specification 17040-1.4.A.2: Guarantees and
warranties commence at substantial completion (not at acceptance of
commissioning and validation)


 


7.             WT direct hire process piping bid is a lump
sum price received in a competitively bid process.


 


8.             Not used.


 


FINISHES


 


1.             Not used.


 


2.             The epoxy floor is specified to have a 4”
cove in 13036-2.2.H.1. The MPS wall base is specified to be 6”. We have
included matching 4” MPS wall base and 4” epoxy cove.


 


28

















 


3.             The epoxy floor does not include the
expansion joint noted in detail 4 and 5 on A6.2F.


 


4.             Not used.


 


EQUIPMENT


 


1.             See GENERAL section, item 1.61.


 


2.             Not used.


 


3.             Not used.


 


4.             Utilities shown in the design drawings are
included in the GMP. However final connection details/locations and potential
changes are not. Revised and/or additional utilities required for the specific
equipment purchased are also not included in the GMP.


 


5.             Conduit and/or cable tray as may be needed
for equipment interconnections and/or controls are not included in the GMP.


 


6.             Not used.


 


7.             Not used.


 


8.             No work associated with the vacuum system
shown in Z2.12F is included.


 


MECHANICAL


 


1.             Not used


 


2.             HEPA filter housings are tested at the
factory per the manufacturer’s standard procedures. Field pressure testing of
the housings is excluded.  Onsite HEPA
testing and certification is included.


 


3.             The controls set point list “attachment A to
15980” is referenced in the drawings M7.04F but not included in the current
document set. Any additional work specified or implied by the controls setpoint
list is excluded.


 


4.             Stainless steel atmospheric vents and drains
(for example CLC starting from the dirty side of the trap) are non-documented;
without borescoping, material certifications, weld maps, or passivation.


 


5.             Clean process piping (USP, WFI, CLS, P, and
CIP) is passivated. All other stainless steel pipe and tube is not passivated.


 


6.             Additional ports or sampling assemblies, as
may be used for clean steam quality sampling, have not been added to the clean
steam system.


 


7.             Vents to the roof and building face are
included only as shown in the piping and ductwork plans.


 


8.             Pipes labeled “CS” are assumed to mean pipe
specification “CS-1.”


 


9.             Process pipe hanger requirements in the
specifications are unclear. We confirm that we will use “sanitary” hangers that
support the stainless steel tube directly (not saddle hangers and insert as
noted in some specifications). In the cleanroom all exposed hanger assemblies
will eliminate exposed threaded rod.


 


10.           Material inspection, welding procedures, inspection, and documentation
of process piping systems will be in accordance with Whiting-Turner’s Quality
Assurance Manual for Sanitary Stainless Steel Tube Systems.


 


11.           Not used


 


29

















 


12.           Quality control will be performed by process piping personnel; true 3rd party inspection is not
included.


 


13.           Specification 17040-1.5.B and 17150-1.9.B: Only one original (not two
as requested by the specifications) will be available for many process piping
documents such as signed welding logs.


 


14.           Specification 17150-3.9.E: hand tack welding using argon shielded TIG
may be used on any size tubing.


 


15.           Specification 17150-3.10: passivation and cleaning will be performed by
a professional firm specializing in the work. 
Passivation and cleaning procedures, based on citric acid as specified,
will be submitted for approval. The passivation procedure may not comply with
the specific chemicals, brands, and concentrations listed in 17150.


 


16.           Specification 17162 is excluded; there are no pipe expansion joints
shown.  Per meeting on 6/11/08 with IPS,
it is understood that no expansion joints are needed.


 


17.           Specification 17165 is excluded. All stainless steel process piping
requiring insulation is insulated with 1 1⁄2” thick fiberglass with ASJ.
Insulation in the cleanrooms only will use techlite insulation with  a PVC jacket.


 


18.           Specification 17410 2.3.B&C: pump motors will be non-overloading at
the designed operating point; they will not necessarily be non-overloading to
the end of the pump curve.


 


ELECTRICAL


 


1.             Phone and intercom systems are not included.


 


2.             Not used.


 


3.             Specification 17195 “electrical
identification”: if there is any conflict between this and the division 16
specifications, the division 16 specifications govern.


 


CONTROLS/INSTRUMENTATION


 


1.             The instrument list 17951 shall govern over
specification 17950 (sections 1.4, 2.2, 2.3, and 2.4) where there is any
conflict between the manufacturer’s construction details and factory
calibration defined by the instrument model number, and any requirements listed
in 17950.


 


2.             Control panel CP343 will be built from a
housing rated NEMA 4X (as required by 179701.4), however the completed assembly
will be de-rated due to the specified chart recorders IP54 rating.


 


3.             Two additional pressure sensors not listed in
instrument list 17951 have been added to provide the WFI and USP loop return
pressures called for in 17980 2.3.B.1&2.


 


4.             Control panel CP343 has no connection to or
from the USP and WFI users. There are no central control functions to
coordinate utilities and users (for example to keep USP users from using the
water when it is in sanitization mode, or out of acceptable quality).


 


30














 


ATTACHMENT C


 


Project Schedule UT-04 dated 5/28/08