RENDERED: DECEMBER 13, 2018

TO BE PUBLISHED

2017-SC-000274-DG

LOUISVILLE AND JEFFERSON COUNTY APPELLANT

METROPOLITAN SEWER DISTRICT

ON REVIEW FROM COURT OF APPEALS

V. CASE NOS. 2015-CA-000333 AND 2015-CA-000374

JEFFERSON CIRCUIT COURT NO. 12-CI-006235

T+C CONTRACTING, INC. APPELLEE



### OPINION OF 

### THE COURT BY CHIEF 

### JUSTICE 

### MINTON

AFFIRMING IN 

### PART, 

### REVERSING IN 

### PART AND 

### REMANDING

The Kentucky Fairness in Construction Act ( “ KFCA ” ), 1 which became

effective over a decade ago, made dramatic changes in our existing law by

voiding, as a matter of public policy, a host of what were then customa r y

provisions in construction contracts. On discretionary review of this case, we

hold that the Court of Appeals erred when it applied provisions of the KFCA to

void the entire dispute-resolution process contained in the parties ’ sewerconstruction contract. The KFCA nullifies contract provisions that prohibit the

parties from asserting preserved claims to a neutral third-party adjudicator,

but it does not nullify claim-preservation requirements in a contract. And the

Court of Appeals further erred by failing to apply the applicable severability

1 Kentucky Revised Statutes ( “ KRS ” ) 371.400 et seq.provisions of the KFCA that nullify only the nonconforming contract provisions,

leaving the remaining provisions intact. Accordingly, we reverse the decision of

the Court of Appeals on this point and reinstate the summary judgment

entered in the trial court. We affirm the Court of Appeals on all remaining

issues.



### I. BACKGROUND.

The Louisville and Jefferson County Metropolitan Sewer District ( “ MSD ” )

hired T+C Contracting, Inc. ( “ T+C ” ) for its Board Run Interceptor, a sewer

project in southeast Louisville, for approximately $2.3 million. The contract

governing the parties ’ relationship consists of 20 pages of detailed terms,

including the timeframe for performance, the process for dispute resolution

(referred to as “ Article 13 ” ), and liquidated damages for delayed completion. As

provided in the contract, T+C began work on February 1, 2011. T+C was

supposed to substantially complete the project by January 31, 2012, but that

did not happen.



### II. ANALYSIS.

Before this Court for resolution are three issues: (1) whether the trial

court correctly awarded summary judgment to MSD on one of T+C ’ s claims for

extra work, (2) whether the trial court properly handled MSD ’ s liquidated

damages claim, and (3) whether the trial court properly denied MSD ’ s motions

for directed verdict and judgment notwithstanding the verdict ( “ JNOV ” ) on one

of MSD ’ s breach of contract claims against T+C. We address each issue and

their subparts in turn.

2

### A. The 

### trial court 

### properly 

### granted 

### summary judgment 

### in favor 

### of MSD on



### T+C 

### ’ s claim 

### for extra 

### work undertaken to 

### repair and 

### replace 

### damaged

pipes associated with the 

### project.

MSD first challenges the Court of Appeals ’ reversal of the trial court ’ s

grant of summary judgment in favor of MSD, clearing MSD of any liability on

T+C ’ s claim for costs incurred in repairing and replacing piping used in the

construction of the project. A trial court may grant summary judgment only if

the evidence before it “ show[s] that there is no genuine issue as to any material

fact and that the moving party is entitled to a judgment as a matter of law. ” 2

“ Appellate review of a summary judgment involves only legal questions and a

determination of whether a disputed material issue of fact exists. So we operate

under a de novo standard of review with no need to defer to the trial court ’ s

decision. ” 3



### 1. Factual 

### and Procedural 

### Background.

Under the contract, T+C agreed to install more than 9,400 linear feet of

sewer pipe. In early 2012, T+C advised MSD that it had completed work on the

project and requested that MSD declare the project substantially complete. On

March 5, 2012, MSD notified T+C that it had inspected the pipe system and

had discovered leaks. Because of the leaks, MSD refused to declare the project

substantially complete. On March 16, T+C notified MSD that the known leaks

had been repaired and again requested that MSD declare the project to be

substantially complete. On March 22, an MSD representative removed a

2 Kentucky Rules of Civil Procedure ( “ CR ” ) 56.03.

3 Shelton v. Kentucky Easter Seals Soc ’ y., Inc., 413 S.W.3d 901, 905 (Ky. 2013)

(internal citations omitted).

3manhole cover and saw water in the pipe invert. On April 2, MSD responded to

the March 16 letter, stating that it had not accepted the piping and refused to

declare the project substantially complete.

Before T+C began further repairs, T+C notified MSD in a letter dated

June 6, 2012: “ If MSD continues to require that T+C Contracting perform work

outside the scope of its contract, T+C Contracting will require that a change

order be issued for an equitable adjustment to the contract. ” MSD responded to

T+C ’ s notification in a letter dated June 14, 2012, by inquiring, in part, about

whether T+C would perform further work on the project. T+C responded in a

letter dated June 15, 2012: “ T+C is not refusing to perform any further work

. .

. . If the work you identify is beyond the scope of our contract, we will submit a

proper change order request for that work. ”

Beginning on June 27, 2012, T+C conducted exfiltration testing to locate

the remaining leaks. On July 11, 2012, T+C sent the following email to MSD,

claiming that the failure of the pipes was due to a design defect in the pipes

that MSD mandated T+C use:

We again state that this exfiltration testing and repairs are being

done under protest since the line had previously passed air testing

as required by the specifications. T+C will submit a change order

request for an equitable adjustment to the contract price and the

contract time as the result of the duplicative testing and the work

required as the result of the design deficiency. 4 However, we are

proceeding in good faith in an attempt to get this line open for

accepting sewer flow.

4 An internal MSD memo, the evidentiary admissibility of which is disputed, indicates

that around this time MSD reevaluated the type of pipe it uses under creek crossings.

The memo indicates that the type of pipe MSD required in such areas failed in both

the Broad Run and River Road Interceptors Projects.

4The testing revealed cracks, which allowed groundwater to infiltrate the pipes

under four creek crossings. T+C repaired the pipe at three of the four

locations, having to replace the pipe at the fourth location because it was

beyond repair, incurring additional costs for labor, materials, and equipment.

Before replacing the pipe at the fourth location, T+C retained

independent consultants to observe its work and inspect the cracked pipe and

concrete encasement as they were removed. The consultants could not

determine what generated the large lateral forces that would have caused the

cracks in the concrete pipe and encasement, but they indicated that they were

not caused by an installation failure on the part of T+C.

On August 24, 2012, MSD certified in writing that substantial

completion was achieved on August 17, 2012. On September 7, 2012, T+C

reaffirmed that it intended to file a claim for the costs of the repairs and

replacement of the pipes, pending a determination of those costs. On October

16, 2012, T+C submitted a claim for $108,542.41 incurred because of

additional testing and the repair and replacement of the cracked concrete pipe

and encasements that failed for reasons beyond its control. MSD denied this

claim, citing T+C ’ s alleged failure to comply with the contract ’ s disputeresolution process, Article 13. T+C then requested submission of its claim to

MSD senior representatives for executive negotiations under Article 13, but

MSD did not respond.

T+C to filed suit against MSD. Among other claims, T+C alleged breach of

contract for MSD ’ s failure to pay the $108,542.41 for the work it performed to

test, repair, and replace the concrete pipes. MSD responded and disputed

5T+C ’ s claims and specifically alleged as a defense that T+C failed to comply

timely and completely with Article 13, purportedly leading to the waiver of

T+C ’ s $108,542.41 claim against MSD.

MSD moved for partial summary judgment on this claim. It asserted that

T+C ’ s claim for costs related to repairs or replacement of the creek-crossing

pipes was barred by Article 13. Specifically, MSD pointed to T+C ’ s failure to

comply with the contract ’ s timeframe and procedures for bringing claims for

additional compensation. Because T+C did not comply with Article 13,

specifically because T+C did not timely file a formal claim, MSD argued, under

the explicit language of the contract, that T+C ’ s $108,542.41 claim was waived.

T+C responded by asserting that Article 13 was unconscionable and impossible

to comply with, in addition to violating the recently enacted KFCA.

The trial court granted summary judgment in favor of MSD on T+C ’ s

claim. The trial court found that T+C ’ s claim was barred because the company

failed to comply with Article 13, which required T+C to give written notice of the

creek-crossing problem within ten days of discovering it and a formal claim

within 30 days of the written notice. The trial court observed that T+C gave

MSD timely written notice but failed to file its formal claim within the 30-day

period. Instead, T+C tried to file its claim 95 days after its written notice and 60

days after the last pipe was placed. Because Article 13 prescribed strict

timeframes, the trial court concluded that T+C ’ s claim was barred. In reaching

that conclusion, the trial court rejected T+C ’ s argument that Article 13 was

void and unenforceable. The trial court reasoned that T+C and MSD were

sophisticated, experienced entities; therefore, the contract was not

6unconscionable. The trial court also rejected T+C ’ s KFCA argument, finding

Article 13 to be a form of alternative dispute resolution allowed under the

KFCA.

The Court of Appeals reversed the trial court ’ s summary judgment,

holding instead that the KFCA rendered the entirety of Article 13 null and void.

The Court of Appeals quoted KRS 371.405(2) (a), which makes void and

unenforceable:

A provision that purports to waive, release, or extinguish the right

to resolve disputes through litigation in court or substantive or

procedural rights in connection with such litigation, except that a

contract may require binding arbitration as a substitute for

litigation or require nonbinding alternative dispute resolution as a

prerequisite to litigation[.]

Applying this statutory language to the contract, the Court of Appeals

declared the entirety of Article 13 void and unenforceable. The Court of Appeals

reasoned that the portion of Article 13 that declared appeals to the Chief

Engineer to be final and binding ran afoul of the statute. The Court of Appeals

also found that the provision declaring unappealed MSD decisions final and

binding violated the KFCA. Based on these contract terms, the Court of

Appeals deemed the whole of Article 13 void and unenforceable.



### 2. 

### The KFCA and Article 

### 13.

The KFCA “ legislates several areas of the contractor-owner relationship

including: timing of progress payments, limits on retainage, no-damages-fordelay clauses, dispute resolution, mechanic ’ s liens, and attorneys ’ fees. ” 5

5 Neal J. Sweeney, et al., Kentucky Fairness in Construction Act, Construction L.

Update § 7.05 (2018).

7Signed into law in 2007, the KFCA “ was intended to help level the playing field

between contractors and owners. ” 6

KRS 371.405 provides, in relevant part, the following:

(2) The following provisions in a contract for construction shall be

against the public policy of this Commonwealth and shall be void

and unenforceable:

(a) A provision that purports to waive, release, or extinguish

the right to resolve disputes through litigation in court or

substantive or procedural rights in connection with such

litigation, except that a contract may require binding

arbitration as a substitute for litigation or require

nonbinding alternative dispute resolution as a prerequisite to

litigation;

(c) A provision that purports to waive, release, or extinguish

the right of a contractor or subcontractor to recover costs,

additional time, or damages, or obtain an equitable

adjustment of the contract, for delays in performing the

contract that are, in whole or part, within the control of the

contracting entity.

. . .

(3) Subsection (2)(c) of this section shall not render null, void, and

unenforceable a contract provision that:

(b) Requires notice of any delay by the party affected by the

delay; or

(d) Provides for arbitration or any other procedure designed

to resolve contract disputes [ .]

(4) If a provision of a construction contract is found to be null and

unenforceable, that provision shall not affect other provisions of

6 Id.

8the contract that are in compliance with this section and, to this

end, the provisions of the contract are severable.

The Court of Appeals applied certain portions of the KFCA to render null

and void the entirety of Article 13. And the Court of Appeals appears to have

overlooked KRS 371.405(4), which, as outlined above, provides for the

severability of contract provisions that are not in conformance with the KFCA.

Specifically, the Court of Appeals found Subsections (O) and (S) of Article 13 to

be in violation of KRS 371.405(2) (a). But, as MSD correctly points out, the

Court of Appeals improperly struck all of Article 13 based on the

nonconformance of Subsections (O) and (S) with the KFCA, failing to apply the

severability requirement outlined by KRS 371.405(4).

“ It was early decided that when some covenants of an indenture are legal

and others illegal, the legal covenants may be enforced. A court may sever the

illegal portion of the agreement and enforce the remainder. ” 7 “ The general and

well-established rule of the law of contracts [is] that where an agreement is

illegal in part, the part which is good may be enforced, provided it can be

separate, or severable, from the part which is bad[.] ” 8 Kentucky law recognizes

this rule: “ Where a contract

. . . consists of several covenants and agreements

with regard to different subjects, and one of the covenants is illegal and

vicious, the general rule which prevails is that, if the illegal covenant of the

7 Samuel Williston, Williston on Contracts, 8 Williston on Contracts § 19:70,

Severability and enforceability, generally (4th ed. May 2018 update) (citing, among

others, Pigot

’ s Case, 11 Coke 26b, 1614 WL 1 (U.K. 1614)).

8 Eugene McQuillin, The Law of Municipal Corporations, 10A McQuilling Mun. Corp. §

29:96, Validity generally

— Partial invalidity of contract (3d ed. July 2018 updated).

9contract can be eliminated from it without impairing its symmetry as a whole,

the courts will adopt that view and eliminate the obnoxious feature and enforce

the remainder of the contract

. . . . ” 9 “ We, of course, recognize that terms of a

contract may be severable in particular items. ” 10

Undoubtedly, our rule of severability can be applied, if at all necessary,

to invalidate portions of Article 13 that appear to violate the KFCA. We must

now determine whether the provisions of Article 13 at issue truly do violate the

KFCA. If we find only certain portions to be in violation of the KFCA, we must

sever only those portions and not the entirety of Article 13.

Article 13, entitled “ Claims by the Contractor and Dispute Resolution, ”

has 22 provisions that outline the terms and conditions to which all claims by

T+C against MSD are subject. We provide a brief overview of each of the

relevant provisions at issue. 11

Subsection (A) mandates written notice on the part of T+C for any of its

“ claims, disputes and other matters in question against MSD. ” The written

notice “ shall be received by MSD no later than ten (10) days after the event, or

the first appearance of the circumstances [] causing the claim ” and must be set

forth in detail. Finally, “ [T+C] agrees and acknowledges that its failure to

9 Edleson v. Edleson, 200 S.W. 625, 629 (Ky. 1918).

10 McHargue v. Scott, 305 S.W.2d 929, 932 (Ky. 1957) (citing Koppers Co. v. Asher Coal

Mining Co., 11 S.W.2d 114 (Ky. 1928); Business Men ’ s Assurance Co. of America v.

Eades, 161 S.W.2d 920 (Ky. 1942)).

11 MSD ’ s preservation argument on this point is meritless. MSD argues that T+C, over

the course of the litigation, only argued that certain provisions within Article 13, not

the entirety of the Article, violated the KFCA. But, in its Complaint, T+C alleged that

the entirety of Article 13 violates the KFCA.

10provide written notice of a claim as set forth herein shall constitute a waiver of

any claim for additional compensation or time extension related thereto [.] ”

Subsection (F) mandates, “ [If T+C] seeks to make a claim for an increase

in the Contract Price, as a condition precedent to any liability of MSD therefor,

[T+C] shall strictly comply with

. . . Article 13. ” Any claim by T+C must be

made “ before proceeding to execute any additional or changed Work. ” Finally,

“ Failure of the condition precedent to occur shall constitute a waiver by [T+C]

of any claim for additional compensation. ”

Subsection (J) mandates that within 30 days after the date of T+C ’ s

written notice of claim against MSD, T+C must file a formal written claim

against MSD, outlining, in detail, the facts and circumstances of the claim. T+C

must also provide MSD with “ [o]ther information and documents

. . . within ten

(10) days after written request by MSD. ” Finally, “ The failure to provide a claim

as set forth herein, or the failure to provide such other documents or

information requested by MSD within ten (10) days after the written request

shall constitute a waiver of any claim for additional compensation or time

extension related thereto[.] ”

Subsection (K) mandates that MSD “ issue a formal written decision on a

claim ” within 30 days “ after receipt of a formal written claim as provided in

Paragraph 13(J), or thirty (30) days after [T+C ’ s] response to the request by

MSD under said Paragraph for other documents or information, whichever is

later[.] ” Subsection (L) states that “ [t]he issuance of a formal written decision by

MSD pursuant to Paragraph 13(K)

. . . with respect to any such claim, dispute,

or other matter will be a condition precedent to any exercise by [T+C] of such

11rights and remedies it may otherwise have under the Contract or applicable law

in respect of any such claim, dispute, or other matter [.] ” If MSD fails to render

a formal written decision, T+C may submit to MSD a separate written demand

for decision. If MSD later fails to issue a formal written decision within ten days

of that separate demand, “ the parties shall proceed as if a written decision

adverse to [T+C] had been issued. ”

Subsection (M) mandates, “ The formal written decision of MSD on such

claim, dispute, or other matter will be final and binding upon [T+C] unless,

within ten (10) days after issuance of the decision, [T+C] appeals the decision

by delivering to MSD a written request for executive negotiation. ” Most

importantly, if T+C does not appeal the decision by executive negotiation,

MSD ’ s decision shall be rendered final and binding. Ten days after the receipt

of a request for executive negotiation, the parties must meet and attempt to

resolve the dispute. Subsection (N) provides that if executive negotiation fails,

T+C may appeal, subject to Subsections (O) through (V).

Subsection (O) mandates that the appeal must be submitted to the Chief

Engineer of MSD no later than ten days after the date the executive negotiation

has been declared unsuccessful by MSD or T+C. Most importantly, failure to do

so within ten days results in the decision of MSD becoming final and binding.

The Chief Engineer must issue a decision within 60 days after submission of

the request for such decision. If the Chief Engineer fails to issue a written

decision within 60 days, “ the parties shall proceed as if a written decision

adverse to [T+C] had been issued. The decision shall be final, conclusive and

binding, absent intentional misconduct, fraud or bad faith[.] ”

12Subsection (S) importantly provides, “ MSD and [T+C] agree that all

decisions of MSD that are not appealed to the fullest extent provided herein are

final, conclusive and binding, and cannot be appealed to or challenged in any

forum or court. ” Furthermore, “ MSD and [T+C] further agree that all decisions

of the Chief Engineer are final, conclusive and binding

. . . and cannot be

appealed to or challenged in any forum or court

. . . Finally, Subsection (V)

provides, “ [t]he resolution of any claim under Article 13 shall be reflected by a

Change Order executed by MSD and [T+C], Under no circumstances shall MSD

or T+C be required to participate in or be bound by any arbitration

proceedings. ”

A careful reading of KRS 371.405 evidences that some, but not all, of the

above-highlighted Article 13 provisions run afoul of the KFCA.

The parties appear to be in agreement that Subsection (O) and (S) are

rendered null and void under KRS 371.405(2)(a). 12 What the parties disagree

on is the effect of this statute on provisions in Article 13, like Subsection (A),

which completely bars T+C from asserting a claim against MSD if T+C fails to

provide notice of that claim within a certain time period of the occurrence of

the events giving rise to that claim. T+C reads KRS 371.405(2)(a) broadly to

render null and void Article 13 provisions like Subsection (A). On the other

hand, MSD reads KRS 371.405(2)(a) narrowly to preserve Article 13 provisions

like Subsection (A). Careful statutory interpretation supports MSD ’ s argument.

12 The Court of Appeals held this to be the case, and MSD does not challenge this

finding.

13To understand why MSD is correct, we must examine KRS 371.405(2)(a),

(c), and (3). KRS 371.405(2)(a) renders null and void “ [a] provision that

purports to waive, release, or extinguish the right to resolve disputes through

litigation in court or substantive or procedural rights in connection with such

litigation, ” except the contract may allow for binding arbitration or nonbinding

alternative dispute resolution. KRS 371 .405(2)(c) renders null and void “ [a]

provision that purports to waive, release, or extinguish the right of a contractor

or subcontractor to recover costs, additional time, or damages, or obtain an

equitable adjustment of the contract, for delays in performing the contract that

are, in whole or part, within the control of the contracting entity. ” Finally, KRS

371.405(3) prevents (2)(c) from rendering null and void a contract provision

that, in relevant part: 1) requires notice of any delay by the party affected by

the delay; or 2) provides for arbitration or any other procedure designed to

resolve contract disputes.

There are seemingly two types of provisions in Article 13 at issue: 1)

provisions that require the contractor, i.e. T+C, to comply with certain

requirements, like providing notice, in order to preserve its claim; and 2)

provisions that prohibit claims, even those that are preserved, from eventually

being resolved by a third-party adjudicator. A careful reading of KRS 371.405

proves that the KFCA establishes and treats differently these two categories of

contract provisions as well. Simply put, KRS 371.405(2) (a) renders null and

void those provisions in the second category identified above but not the first.

If, as T+C argues, KRS 371.405(2) (a) is meant to be read so broadly so as

to render null and void any provision that requires T+C to act in some way to

14preserve its claim against MSD, then KRS 371.405(2)(c) is rendered completely

superfluous 13 because this is exactly what (2)(c) does in the context of damages

and contractual modifications related to “ delays in performing the contract

. . .

within the control of the contracting entity [.] ” Rather, (2) (a) only renders null

and void those provisions that prohibit a contractor from asserting preserved

claims before a neutral adjudicator. Adopting T+C ’ s reading would also render

KRS 371.405(3) meaningless because that statute provides for acceptable

contractual provisions that are not rendered null and void by (2)(c) and that

deal with preservation of the contractor ’ s claim. In other words, T+C ’ s reading of

subsection (2) (a) would also render subsection (3) meaningless because, while

(3) saves some types of provisions prohibited by (2)(c), (3) would still leave

unsaved those same types of prohibited provisions under (2) (a).

KRS 371.405(2)(a) does not render null and void provisions that force the

contractor to undertake some action to preserve its claim. For example,

Subsection (A), which mandates notice by the contractor of a claim it seeks to

assert against the project owner on penalty of waiving that claim, would not be

rendered null and void by (2) (a) because that contractual provision deals with

preservation of a claim. In other words, the contractor can assert a claim

against whomever he or she wants but must provide notice to that entity to do

13 See Shawnee Telecom Res., Inc. v. Brown, 354 S.W.3d 542, 551 (Ky. 2011) ( “ We

presume that the General Assembly intended for the statute to be construed as a

whole, for all of its parts to have meaning, and for it to harmonize with related

statutes. ” ); DeStock No. 14, Inc. v. Logsdon, 993 S.W.2d 952, 957 (Ky. 1999) ( “ Any

apparent conflict between sections of the same statute should be harmonized if

possible so as to give effect to both; and, in so doing, the statute should be construed

so that no part of it is meaningless or ineffectual. ” ).

15so. But Subsections (O) and (S) do not provide a way for the contractor to

continue the dispute through a neutral adjudicator; rather, the only function of

Subsections (O) and (S) is to take the dispute resolution process out of the

hands of a neutral adjudicator altogether. Contractual provisions, like

Subsection (A), that afford the contractor the opportunity to continue asserting

a dispute before a neutral adjudicator, so long as certain preservation

requirements are complied with, do not run afoul of KRS 371.405(2)(a).

Such provisions do, on the other hand, run afoul of KRS 371.405(2)(c). A

careful reading of KRS 371.405(2)(a) reveals that (2)(a) does not strike down

provisions that simply require the contractor to act to preserve the right to

continue the claim. KRS 371.405(2)(c), on the other hand, is much clearer in

the extent of its reach, rendering null and void “ [a] provision that purports to

waive, release, or extinguish the right of a contractor

... to recover costs,

additional time, or damages, or obtain an equitable adjustment of the contract,

for delays in performing the contract that are

. . . within the control of the

contracting entity. ” Under this provision, contractual provisions like

Subsection (A) would be rendered null and void because the failure to comply

with them completely forecloses the contractor from asserting a claim against

the project owner “ to recover costs, additional time, or damages, or obtain an

equitable adjustment of the contract, for delays in performing the contract that

are

. . . within the control of the contracting entity. ” Under T+C ’ s reading of

(2) (a), however, (2)(c) is unnecessary because (2) (a) already has this preclusive

effect.

16KRS 371.405(2)(a) must have a different effect than KRS 371.405(2)(c);

otherwise, KRS 371.405(2) (c) is rendered completely superfluous. Simply put,

KRS 371.405(2)(c) prohibits contractual provisions that completely foreclose a

contractor ’ s ability “ to recover costs, additional time, or damages, or obtain an

equitable adjustment of the contract, for delays in performing the contract that

are

. . . within the control of the contracting entity, ” while KRS 371.405(2)(a)

prohibits contractual provisions that foreclose the contractor from bringing a

claim against the project owner to a neutral, third-party adjudicator as long as

a preserved “ dispute ” exists, i.e. the contractor complied with all contractual

provisions to ensure that the claim was not waived.

Finally, we cannot forget the effect of KRS 371.405(3). KRS 371.405(3)

prevents KRS 371.405(2) (c) from rendering null and void certain contractual

provisions that require compliance on penalty of foreclosing the ability of the

contractor to recover damages for delays in performing the contract for which

the project owner is responsible. Coincidentally, although KRS 371.405(2) (c)

would initially render null and void a provision like Subsection (A) of Article 13,

KRS 371.405(3) acts as an exception to (2)(c). Subsection (3) specifically affords

enforceability of “ a contract provision that[] [Requires notice of any delay by the

party affected by the delay[,] ” exactly the function of Subsection (A).

KRS 371.405(3) tempers the broad preclusive effect of KRS 371.405(2)(c).

Of additional note is KRS 371.405(3) (d), which upholds the enforceability of

provisions subject to (2)(c) that “ [p]rovide[] for arbitration or any other

procedure designed to resolve contract disputes. ” One could argue that the

process outlined in the contract at issue in this case, where the ultimate

17adjudicator is an MSD official whose decision cannot be appealed, constitutes

“ any other procedure designed to resolve contract disputes. ”

But to prevent an absurd result, 14 in conjunction with the statutory

canon ejusdem generis, we must interpret this provision as providing for “ any

other procedure designed to resolve contract disputes ” where ultimately a

neutral, third-party adjudicator decides the propriety of the claim. It would be

absurd to read (3)(d) as allowing for a contract provision that forecloses

ultimate adjudication of a preserved claim by a neutral adjudicator when (2) (a)

does exactly the opposite, i.e. negates such provisions. Moreover, the statutory

canon ejusdem generis, counsels: “ Where general words follow specific words in

a statutory enumeration, the general words are [usually] construed to embrace

only objects similar in nature to those objects enumerated by the preceding

specific words. ” 15 In (3)(d), the word “ arbitration ” precedes “ any other procedure

designed to resolve contract disputes. ” Using the canon ejusdem generis, it

would appear that “ any other procedure designed to resolve contract disputes ”

was meant to encompass neutral, third-party adjudication, not simply a

unilateral adjudication by one of the interested parties. It would be an

untenable reading of (3)(d) to afford enforceability of the dispute-resolution

process outlined in Article 13, which allows MSD ultimately to dictate the

14 See Wesley v. Bd. of Ed., 403 S.W.2d 28, 30 (Ky. 1966) ( “ We have often said that

statutes will not be given a strict or literal reading where to do so would lead to an

absurd or unreasonable conclusion. ” ).

15 Yates v. U.S., 135 S.Ct. 1074, 1086 (2015) (quoting Washington State Dep ’ t. of Social

& Health Serus. v. Guardianship Estate ofKeffeler, 537 U.S. 371, 384 (2003)).

18resolution of T+C ’ s preserved claims without ultimate resolution by a thirdparty neutral adjudicator.

Furthermore, recall that (3) upholds the validity of provisions that run

afoul of (2)(c). Provisions that run afoul of (2)(c) are those that prevent a

contractor from asserting claims against the project owner for delays in

performing the contract “ within the control of the contracting entity, ” i.e. project

owner. So essentially, if we read (3)(d) as allowing the project owner to create a

dispute-resolution system whereby the project owner is the judge, jury, and

executioner, then we would be allowing project owners to insulate themselves

from damages created by their own actions. This could not have been the

intention of the General Assembly in enacting this statute.

In sum, KRS 371.405 works like this. Subsection (2)(a) nullifies contract

provisions that prohibit parties from asserting preserved claims before a

neutral, third-party adjudicator. Subsection (2)(c) nullifies contract provisions

that prohibit parties from asserting unpreserved claims, subject to Subsection

(3) ’ s exceptions allowing for certain provisions that do that very thing.

Further support for our interpretation of the inner workings of KRS

371.405 can be found in Bruner and O ’ Connor ’ s seminal treatise on

Construction Law. 16 Bruner and O ’ Connor recognize that “ [t ] imely notice of

claims is a matter of fundamental fairness, and the notice requirements

imposed by contracts

. . . often reinforce the importance of timely notice by * 19

16 Philip L. Bruner and Patrick J. O ’ Connor, Jr., 1A Bruner 8 b O ’ Connor Construction

Law §§ 4:35 and 4:36 (June 2018 update).

19making it a ‘ condition precedent ’ to claim recovery or to commencement of

litigation. ” 17 More importantly, “ [ejxpress ‘ condition precedent ’ provisions

. . .

routinely are enforced, absent evidence of bad faith, fraud or gross

negligence. ” 18 Moreover, “ [i]n addition to claim notice requirements, changes

and claims clauses frequently impose time limits for submission of claims

themselves within stated time periods following claim notice.

. . . Where clear

and unambiguous, and not waived by agreement or conduct, such

requirements are enforced. ” 19

A review of Bruner and O ’ Connor ’ s guidance on notice-of-claim and

claim-submission procedures as procedural bars to filing suit reveals the

ubiquity of such provisions in the world of construction law. Indeed, such

provisions can be found in the American Institute of Architects ’ “ General

Conditions of the Contract for Construction ” sample project-owner and

contractor contract:

The [project owner] may order minor changes in the Work that are

consistent with the intent of the Contract Documents and do not

involve an adjustment in the Contract Sum or an extension of the

Contract Time. The [project owner ’ s] order for minor changes shall

17 Id. at § 4:35 (internal citations omitted).

18 Id. (citing A.H.A. General Const., Inc. v. New York City Hous. Auth., 699 N.E.2d 368

(N.Y. 1998) (holding that the contract notice and reporting requirements were

“ conditions precedent to suit or recovery ” that could not be modified by extrinsic

evidence absent fraud, bad faith or grossly negligent conduct, and that “ such

provisions are important both to the public treasury and to the integrity of the bidding

process ” )); see also Bruno v. Whipple, 130 A.3d 899 (Conn. 2015) (barring a builder ’ s

claim against a homeowner for additional compensation where the builder had failed

to comply with contract requirements that it bill for work performed every two weeks

and to notify the owner of any changes or claims).

19 Bruner and O ’ Connor, supra fn 16 at § 4:36; see Westates Const. Co. v. City of

Cheyenne, 775 P.2d 502, 505 (Wyo. 1989) (denying contractor ’ s claim for failing to

comply with claim-submission requirement); see also PYCA Industries, Inc. v. Harrison

Cty. Waste Water Mgmt. Dist., 177 F.3d 351 (5th Cir. 1999).

20be in writing. If the Contractor believes that the proposed minor

change in the Work will affect the Contract Sum or Contract Time,

the Contractor shall notify the Architect and shall not proceed to

implement the change in the Work. If the Contractor performs the

Work set forth in the [project owner ’ s] order for a minor change

without prior notice to the [project owner] that such change will affect

the Contract Sum or Contract Time, the Contractor waives any

adjustment to the Contract Sum or extension of the Contract Time. 20

Tellingly, while other states have enacted different versions of the Fairness in

Construction Act, 21 we cannot find any support for T+C ’ s interpretation of KRS

371.405 in the case law of those states, from Bruner and O ’ Connor, from

Sweeney, or from the American Institute of Architects. And while it is

undeniable that the General Assembly enacted Kentucky ’ s Fairness in

Construction Act to level the playing field between contractor and project

owner, we cannot find that the General Assembly intended to upend the world

of construction law by voiding basic claim-preservation provisions customarily

found in contracts of this sort.

In this case, MSD readily admits that Subsections (O) and (S) of Article

13, which prohibit T+C from ultimately asserting preserved claims before a

20 American Institute of Architects, General Conditions of the Contract for

Construction, Document A201-2017, available at http://aiad8.prod.acquiasites.com/sites/ default/files/20 17-04/ A201_2017%20sample%20%28002%29.pdf

, (last accessed Nov. 30, 2018).

21 See e.g., K.S.A. 16-1801, et seq. ( “ Kansas Fairness in Private Construction Contract

Act ” ). One may assume, as we did, that Kentucky ’ s Fairness in Construction Act is a

version of some sort of model act. However, a law review article dispelled this notion:

“ A new law titled the Kansas Fairness in Private Construction Contract Act came into

effect on July 1, 2005

.... It is neither a standardized model act nor a duplication of

the efforts of another state. Instead, it is an original piece of legislation having its

genesis in the efforts of several Kansas subcontractors who sought to provide more

tools of ensuring the payment of amounts due. ” Christopher F. Burger, The Fairness in

Private Construction Contract Act: Legislative Fairness or Oxymoron?, 75 J. Kan. B.A.

22 (May 2006). It appears that Kentucky may have duplicated Kansas ’ s enactment of

the Act.

21neutral, third-party adjudicator, are null and void under KRS 371.405(2)(a).

But MSD asserts that T+C did not comply with the claim-preservation

provisions of Article 13 that, if not complied with, waive T+C ’ s purported claim

against MSD as unpreserved.

T+C responds to this argument threefold. First, T+C argues that the

entirety of Article 13 violates the KFCA, including the claim-preservation

provisions. As we have already explained, T+C misinterprets the extent of KRS

371.405(2)(a) ’ s application. While a broad reading of the plain language of that

subsection, standing alone, may support T+C ’ s reading, the language of that

subsection read in context with the entirety of the statute cannot. As explained

above, it would be an untenable extension of the reach of the KFCA if we gave

Subsection (2) (a) the broad interpretation that T+C espouses.

Second, T+C seemingly applies an inverse reading of the KFCA that we

have applied. In conjunction with T+C ’ s argument that (2) (a) strikes down claim

preservation provisions, T+C also argues that KRS 371.405(3)(b) ’ s exception

allowing for notice-of-claim provisions does not apply in this case. T+C ’ s point

is that KRS 371.405(2) (c) and (3) only apply in conjunction with “ delay ” claims

asserted by the contractor against the project owner. However, this entire

argument is a misinterpretation of the KFCA.

To accept T+C ’ s argument, one must begin with T+C ’ s premise that KRS

371.405(2)(a) broadly applies to prohibit notice-of-claim provisions. As

previously explained, this is an untenable reading of the statute that nullifies

contractual provisions commonplace in the construction industry, something

22that we cannot believe the General Assembly intended to do. Moreover, such a

reading renders Subsections (2)(c) and (3) superfluous and without meaning.

T+C has essentially argued the inverse of how the KFCA should be read.

Rather than read Subsection (2) (a) narrowly and (2)(c) broadly as we have, T+C

reads Subsection (2) (a) broadly and (2)(c) narrowly. In other words, we read the

KFCA as: 1) as allowing for claim preservation provisions generally, i.e., (2)(a);

2) then nullifying them in a specific situation, i.e., (2)(c); 3) then allowing for

them in even more specific situations, i.e., (3)(b). T+C reads the KFCA as: 1)

prohibiting claim preservation provisions generally, i.e., (2)(a); 2) then allowing

for them in assertions of “ delay ” claims only, i.e., (3)(b). As one can see, T+C ’ s

reading of the KFCA fails to even consider (2)(c), which, when one does, one

discerns that T+C ’ s reading of the KFCA renders that provision meaningless.

Finally, T+C makes a factual argument that it did, in fact, comply with

Article 13 ’ s claim-preservation provisions. But the correspondence it relies on

to prove this fact does not, in fact, prove this fact.

The specific Article 13 provisions at issue here are Subsections (A), (F)

and (J). Subsection (A) states:

All CONTRACTOR claims, disputes and other matters in question

against MSD arising out of or related to the Contract or the breach

thereof, specifically including without limitation claims in respect

to changes in the Contract Price or Contract Time, shall be

initiated by a written notice of claim submitted to MSD. Such

written notice of claim shall be received by MSD no later than ten

(10) days after the event, or the first appearance of the

circumstances, causing the claim, and same shall set forth in detail

all known facts and circumstances supporting the claim including

the specific amount claimed. The CONTRACTOR agrees and

acknowledges that its failure to provide written notice of a claim as

set forth herein shall constitute a waiver of any claim for additional

compensation or time extension related thereto[.]

23Subsection (F) states:

In the event the CONTRACTOR seeks to make a claim for an

increase in the Contract Price, as a condition precedent to any

liability of

MSD therefor, the CONTRACTOR shall strictly comply with

the requirements of this Article 13 and such claim shall be made by

the CONTRACTOR before proceeding to execute any additional or

changed Work. Failure of the condition precedent to occur shall

constitute a waiver by the CONTRACTOR of any claim for additional

compensation[

. ]

Subsection (J) states:

No later than thirty (30) days after the date of the written notice of

claim, the CONTRACTOR shall submit a formal written claim which

shall include at least the following information: (1) a concise

statement of the occurrence supporting the claim, dispute or other

matter, and the relief sought; (2) identification of the facts giving

rise to the claim, dispute or other matter; (3) the date the party

discovered the occurrence(s); (4) a detailed schedule of values

identifying all costs resulting from the claim, dispute or other

matter; (5) documentation supporting the schedule of values; (6)

identification of any impact the claim, dispute or other matter has

on the critical path schedule; and (7) all correspondence, internal

memoranda, progress notes, and other documentation relating to

the events which form the basis of the claim, dispute or other

matter. Other information or documents shall be submitted to

MSD within ten (10) days after written request by MSD. The failure

to provide a claim as set forth herein, or the failure to provide such

other documents or information requested by MSD within ten (10)

days after the written request shall constitute a waiver of any claim

for additional compensation or time extension related thereto[.] 22

Applying the statutory interpretation of the KFCA we adopted above, these

three subsections of Article 13 constitute preservation provisions, unaffected

by KRS 371.405(2)(a).

However, KRS 371.405(2) (c) does apply to initially negate these three

subsections because (2)(c) negates provisions preventing the recoverability of

22 (emphasis added).

24damages “ for delays in performing the contract that are

. . . within the control

of the contracting entity. ” As the Texas Court of Appeals has explained, “ delay

damages, ” as contemplated in construction law, have a precise and technical

meaning: “ Under construction law,

. . . [d]elay damages refer to damages

‘ arising out of delayed completion, suspension, acceleration or disrupted

performance ’ ; these damages compensate the contracting party that is injured

when a project takes longer than the construction contract specified. ” 23

“ [T]ypical contractor delay damages include the costs associated with increased

labor and materials, extended job-site and home-office overhead, laying off and

rehiring work crews, loss of efficiency of work crews who have to work around

delayed projects, loss of alternative construction job opportunities, or items

such as rental equipment, utilities, and site securities. ” 24

Here, T+C is making a claim against MSD for the extra cost of the

repairing and replacing of the piping

— damages that allegedly arose because of

MSD ’ s defective pipe design and which, in part, caused delayed completion of

the project. But while (2)(c) may initially render null and void Subsections (A),

(F), and (J) of Article 13, KRS 371.405(3)(b) and (d) salvage them. Subsection

(A) is undoubtedly a notice-of-claim provision allowable under (3)(b).

Subsections (F) and (J) could be characterized as notice-of-claim provisions but

23 Cty. of Galveston v. Triple B Servs., LLP, 498 S.W.3d 176, 181-82 (Tex. App. 2016)

(internal citations omitted) (citing Bruner and O ’ Connor, supra fn 16 at § 15:29; see

also Green Intern., Inc. v. Solis, 951 S.W.2d 384, 393 (Tex. 1997) (referring to delay

damages as “ a term of art in the construction industry referring to compensable

damage from a delay that could have been avoided by due care ” )).

24 Melinda Saijapur, Bargaining in the Dark: Why the California Legislature Should

Render “ No Damage for Delay" Clauses Void as Against Public Policy in All Construction

Contracts, 42 Golden Gate U. L. Rev. 283, 292 (Mar. 2012) (internal citations omitted).

25are more properly characterized as claim-filing provisions that fall within the

ambit of (3)(d) ’ s protection of provisions providing for “ any other procedure

designed to resolve contract disputes. ” Subsections (F) and (J) begin the

dispute-resolution process by requiring T+C to file a formal written claim with

MSD. And unlike Subsections (O) and (S), which prohibit neutral third-party

adjudication of T+C ’ s claim, these provisions do not deny ultimate resolution

by an adjudicator. In other words, if the requirements of Subsections (F) and

(J) are complied with, ultimate resolution of T+C ’ s claim by a neutral, thirdparty adjudicator can still occur, unlike what Subsections (O) and (S) provide

for.

Having concluded that Subsections (A), (F), and (J) are valid under the

KFCA, we now examine whether T+C complied with them. Between March and

April, T+C and MSD corresponded with each other about the leaky pipes. This

exchange culminated in MSD ’ s ordering T+C to repair and replace the failed

concrete pipe at the creek crossings at T+C ’ s own expense. Before T+C began

repairs, T+C stated in a letter to MSD dated June 6, 2012: “ If MSD continues to

require that T+C Contracting perform work outside the scope of its contract,

T+C Contracting will require that a change order be issued for an equitable

adjustment to the contract. ” MSD responded in a letter dated June 14, 2012,

to T+C ’ s notification, inquiring as to whether T+C would perform further work

on the project. T+C responded in the following way in a letter to MSD dated

June 15, 2012, which T+C alleges satisfied the notice-of-claim provisions in

Article 13:

26We are going around in circles. We believe the work is substantially

complete, and you say it is not and tell us to “ perform any further

work required on this matter and towards the completion of this

project as outlined in the contract. ” What is that work, because we

believe all work is completed? We are working to address the items

on your punch list as appropriate, but punch list work is to be

performed after substantial completion.

If the work you identify is beyond the scope of our contract, we will

submit a proper change order request prior to performing that

work.

T+C is not refusing to perform any further work as you incorrectly

suggest in your letter. We will look forward to MSD either certifying

that the work is substantially complete or advising us of the

additional work that MSD believes still needs to be performed. If

the work you identify is beyond the scope of our contract, we will

submit a proper change order request for that work.

Beginning on June 27, 2012, T+C conducted exfiltration testing to locate

the remaining leaks. On July 11, 2012, T+C sent the following email to MSD,

which T+C argues is sufficient to comply with the notice-of-claim provisions in

Article 13:

We again state that this exfiltration testing and repairs are being

done under protest since the line had previously passed air testing

as required by the specifications. T+C will submit a change order

request for an equitable adjustment to the contract price and the

contract time as the result of the duplicative testing and the work

required as the result of the design deficiency. However, we are

proceeding in good faith in an attempt to get this line open for

accepting sewer flow.

On August 24, 2012, MSD certified in writing that substantial

completion was achieved on August 17, 2012. On September 7, 2012, T+C sent

correspondence to MSD, stating, in part, the following: “ [T+C] notified MSD in

July of our position and our intention to file a claim for equitable adjustment. ”

Finally, on October 16, 2012, T+C requested an equitable adjustment to the

contract for testing and pipe repairs.

27Admittedly, there are several issues that could conceivably be argued as

being issues of material fact that would preclude summary judgment

— whether

the correspondence sent by T+C to MSD constitutes a “ notice of claim ”

sufficient to satisfy Subsection (A) of Article 13; whether that correspondence

complied with the time requirements set out by Subsection (A); etc. However,

what cannot be argued as being an issue of material fact, and what resolves all

other issues of material fact that would preclude the granting of summary

judgment in favor of MSD, is the failure of T+C to file a formal written claim

thirty days after filing anything that could be argued as being written notice of

a claim. The trial court ’ s ruling was correct in this regard.

T+C argues in its brief that the correspondence it sent to MSD on June

15 and July 11 constitute sufficient written notice to satisfy Subsection (A) of

Article 13. Even assuming this to be true, T+C did not file anything purporting

to be a formal written claim until October 16, far past the thirty-day window

Subsection (J) of Article 13 requires for filing a formal written claim after the

filing of a notice of claim. And T+C points to nothing that would support a

finding that the preservation requirements of Subsection (J) were satisfied. As

such, T+C waived its claim against MSD for the cost of fixing the pipes because

it failed to comply with the preservation-of-claim requirements outlined in

Subsection (J) of Article 13.

So we reverse the Court of Appeals on this issue and reinstate the order

of the trial court granting summary judgment in favor of MSD on T+C ’ s claim

for additional work and costs incurred in conjunction with the repair of the

piping.

283. T+C ’ s 

### Arguments on 

### Unconscionabittty 

### and Impossibility.

Before the trial court, T+C asserted the contract defenses of

unconscionability and impossibility to render Article 13 null and void on

alternative grounds. The trial court summarily rejected T+C ’ s arguments. On

appeal to the Court of Appeals, T+C seemingly abandoned its unconscionability

argument but made brief mention of the impossibility of complying with

Subsection (J) of Article 13. The Court of Appeals found merit in T+C ’ s Article

13 argument, so it did not reach any purported argument relating to the

impossibility defense.

While T+C appears to have waived its unconscionability argument,

because it did not assert this argument as the Appellant before the Court of

Appeals, T+C did mention its impossibility argument to the Court of Appeals.

And although T+C did not mention either contract defense in its brief, because

T+C did mention impossibility at oral argument and because it is the Appellee

on this issue, we must examine T+C ’ s impossibility defense argument.

The impossibility doctrine is well established in Kentucky law:

It is a well-settled rule of law that, where the law itself creates a

duty, the nonperformance of it will be excused by an unavoidable

accident previous to its performance. But this principle has no

application to a case where a person has created a charge or

obligation upon himself by an express contract. In the latter case

he will not be permitted to excuse himself therefrom by pleading an

act of God rendering performance impossible. This doctrine has

also been repeatedly announced by this court. 25

25 Home Ins. Co. v. Wood, 72 S.W. 15, 16 (Ky. 1903) (internal citations omitted).

29“ Where the performance becomes impossible subsequent to the making of the

contract, the rule is that the promisor is not therefore discharged. ” 26 “ [Wjhere

the party by his own contract creates a duty or charge upon himself, he is

bound to make it good, notwithstanding an accident by inevitable necessity,

because he might have provided against it by his contract. ” 27 Furthermore:

If one for a valid consideration promises another to do that which

is in fact impossible, there seems no reason why the promisor

should not be held to pay damages for the breach of the contract;

not, in fact, for not doing what cannot be done, but for

undertaking and promising to do it. So if it becomes impossible by

contingencies which should have been foreseen and provided

against in the contract, and still more if they might have been

prevented, the promisor should be held answerable. 28

T+C simply makes the conclusory argument that compliance with

Subsection (J) of Article 13 is impossible. “ The burden of proving the defense of

impossibility is on the party asserting it. ” 29 T+C has not met its burden here

because it has not asserted with any specificity or provided any evidence

regarding the alleged impossibility of complying with Subsection (J). Even if it

had, longstanding Kentucky precedent would preclude T+C from asserting this

defense. T+C ’ s impossibility defense is meritless.



### 4. 

### We 

### must reinstate 

### the 

### summary Judgment.

In conclusion, T+C failed to comply with claim-preservation provisions in

Article 13, thereby procedurally barring T+C from asserting its claim in this

26 Runyan v. Culver, 181 S.W. 640, 643 (Ky. 1916).

27 Id. (internal citations omitted).

28 Id. (internal citations omitted).

29 C.T. Foster, Modem status of the rules regarding impossibility of performance as

defense in action for breach of contract, 84 A.L.R. 2d 12 (originally published in 1962,

updated weekly) (internal citations omitted).

30regard. No issues of material fact exist that preclude summary judgment

against T+C on its claim for damages related to the work it performed and costs

incurred fixing the leaky pipes. MSD is entitled to summary judgment as a

matter of law. We therefore reverse the Court of Appeals on this issue and

reinstate the trial court ’ s grant of summary judgment in favor of MSD on this

claim. 30



### B. The 

### trial court 

### improperly prevented 

### T+C from 

### obtaining 

### discovery on



### the actual 

### damages suffered by 

### MSD in 

### this case.

MSD argues that the Court of Appeals improperly reversed the trial

court ’ s denial of T+C ’ s motion to compel deposition testimony from an MSD

official who would purportedly testify concerning the amount of actual damages

MSD suffered in this case. We agree with the Court of Appeals.

Article 6 of the contract provides that T+C needed to reach substantial

completion of the project on or before January 31, 2012. Article 6 also provides

that the failure to reach substantial completion by this date triggers the award

of liquidated damages to MSD in the amount of $600 per day. 31

As stated, substantial completion on the project was not reached until

August 17, 2012. This prompted MSD to seek $106,800 in liquidated damages

($600 multiplied by 178 days) from T+C. T+C responded by asserting that the

30 We need not reach the substantive issue of the admissibility of an MSD corporate

memo allegedly evidencing MSD ’ s fault regarding the failing pipes because T+C ’ s claim

is procedurally barred. For the same reason, we also need not reach the substantive

issue of whether MSD ’ s allegedly defective pipe design caused the necessary repairs to

the piping T+C made.

31 There are exceptions to this general provision, but they are irrelevant for purposes

of this issue.

31liquidated damages asserted were not reasonable approximations of the actual

damages MSD allegedly sustained.

As such, T+C served MSD with discovery requests, including an

interrogatory inquiring about MSD ’ s actual damages sustained attributable to

the failure to timely achieve substantial completion. MSD responded: “ Per the

contract, since the project is not complete, MSD is in the process of

determining their damages from the delay and will supplement in accordance

with the rules of civil procedure if and/or when such delay damages can be

ascertained. ” MSD provided no such supplement.

T+C then noticed a discovery deposition of MSD, one of the matters

identified in the deposition notice being “ [t]he actual damages sustained by

MSD as a result of MSD ’ s claim of delay in achieving substantial completion of

the

. . . project[.] ” MSD produced for the deposition two designated

representatives but did not produce anyone prepared to testify about the

damages question mentioned in the notice. One of the representatives

commented, “ We will not have anybody here to testify about the actual

damages sustained by MSD on this project because we haven ’ t figured the

actual damages on this project.

. . . We ’ re not claiming actual damages on this

project. ” At one point during the deposition, T+C questioned the representative,

“ Do you know anything about the actual damages that MSD has suffered as a

result of the Broad Run Interceptor Project or delay? ” The representative

responded, “ No. I wasn ’ t there when that was discussed. ”

In September of 2013, T+C moved the trial court to compel MSD to

respond to its discovery requests with respect to the actual damages it suffered

32due to the delay in substantial completion. MSD refused to answer these

requests, arguing that Kentucky law does not require MSD to provide

information about actual damages in a claim for liquidated damages. The trial

court, on October 23, 2013, granted T+C ’ s motion to compel discovery and

ordered MSD to provide T+C with the information T+C was requesting.

After the trial court ’ s order, T+C sent a follow-up interrogatory to MSD

inquiring about its actual damages resulting from a delay in substantial

completion. MSD responded:

MSD objects to this interrogatory as it is unduly burdensome and

harassing in design and effect. MSD further objects to this

Interrogatory as it seeks to shift T+C ’ s burden upon MSD by

demanding that MSD engage in an expensive, onerous, and

speculative undertaking that is not mandated by law

- i.e., the

identification, tracking, calculation, valuation, and aggregation of

its actual damages arising from each aspect of T+C ’ s breach. MSD

further states it is not making a claim for actual damages as a

result of the delay and has not calculated its actual damages

resulting from said delay in achieving Substantial Completion, nor

is it required by law to undertake such analysis. Thus, no actual

damages from the delay have been determined and no person has

undertaken to determine them.

One month after serving this response, and four months after the taking of the

deposition of the two MSD officials, one of the MSD officials filed an affidavit

stating the following:

MSD has suffered and continues to suffer damages from T+C

Contracting, Incorporation ’ s delayed performance in the form of

continued supervision and administrative costs associated with

overseeing the Board Run Interceptor Project which was scheduled

to be completed on or about April 21, 2012, 32 but which only

achieved substantial completion on or about August 17, 2012.

32 Although the contract initially specified that substantial completion was to be

reached by January 31, 2012, MSD apparently acquiesced to T+C ’ s requests to extend

the date of substantial completion to this date. T+C makes no argument, however, that

this date affects the liquidated damages amount asserted by MSD.

33After the filing of this affidavit, MSD refused to appear at another deposition to

allow T+C the opportunity to cross-examine the MSD representative on the

statements made in the affidavit, and the trial court declined to compel MSD ’ s

compliance with T+C ’ s discovery attempts.

T+C then filed a motion for summary judgment, requesting the trial court

dismiss MSD ’ s liquidated-damages claim, in part, because of MSD ’ s alleged

failure to provide responses to T+C ’ s inquiries about actual damages. The trial

court denied T+C ’ s motion.

At the end of the jury trial in this case, when the jury had resolved all

factual issues determining whether MSD was entitled to the liquidated

damages, the court entered judgment awarding MSD liquidated damages based

on the jury ’ s resolution of the factual issues. The Court of Appeals reversed,

finding that the trial court abused its discretion in denying T+C ’ s motion to

compel the discovery deposition of the MSD representative who filed an

affidavit.

We review a trial court ’ s denial of a motion to compel discovery for abuse

of discretion. 33 “ Under our abuse of discretion standard of review, we will

disturb a ruling only upon finding that the trial judge ’ s decision was arbitrary,

unreasonable, unfair, or unsupported by sound legal principles. ” 34

33 See Inverultra, S.A. v. Wilson, 449 S.W.3d 339, 345 (Ky. 2014).

34 Commonwealth v. Andrews, 448 S.W.3d 773, 780 (Ky. 2014) (quoting

Commonwealth v. English, 993 S.W.2d 941, 945 (Ky. 1999)).

34In denying T+C ’ s motion to compel, the trial court examined Kentucky

law, which led to its assertion that “ [i]t is the fact that these damages were

incurred which invokes the liquidated damages provision, not their amount. ” 35

In other words, because MSD asserted to the trial court that it had suffered

actual damages, the exact amount of these damages was unnecessary because

the existence of actual damages, in and of itself, is sufficient to afford the

award of liquidated damages. The trial court missed the point with this ruling.

As both the trial court and Court of Appeals recognized, the seminal case

on the rules of law regarding the propriety of an award of liquidated damages is

Mattingly Bridge Co., v. Holloway & Son Const. Co. 36 In Mattingly, the Court

adopted from the Restatement (Second) of Contracts its “ expression of the rule

applicable to liquidated damages: ‘ Damages for breach by either party may be

liquidated in the agreement but only at an amount that is reasonable in the

light of the anticipated or actual loss caused by the breach and the difficulties

of proof of loss. A term fixing unreasonably large liquidated damages is

unenforceable on grounds of public policy as a penalty. ” ’ 37

“ ‘ Anticipated loss ’ refers to the time of the making of the contract. ‘ Actual

loss ’ refers to the circumstances upon occasion of the breach. These are two

prongs, which apply alternately. If the award of liquidated damages exceeds

any reasonable limitation by either one or the other, to such extent it is

35 (emphasis in original).

36 694 S.W.2d 702 (Ky. 1985).

37 Id. at 705 (quoting Restatement (Second) of Contracts § 356(1) (1981)).

35unenforceable. ” 38 The Court then discussed the history of provisions providing

for liquidated damages and how they have evolved:

Historically^] contract provisions specifying liquidated damages

were viewed with disfavor, as devices to extract penalties and

forfeitures and against public policy. In time the rule evolved that

such devices would be recognized as a useful commercial tool to

avoid litigation to determine actual damages. But two restrictions

remain: they should be used only (1) where the actual damages

sustained from a breach of contract would be very difficult to

ascertain and (2) where, after the breach occurs, it appears that

the amount fixed as liquidated damages is not grossly

disproportionate to the damages actually sustained. 39

The Court then reaffirmed this rule, having been previously stated by this

Court: “ [W]e have not abandoned the second prong [of the test]. In Robert F.

Simmons & Assoc, v. Urban Renew. & Comm. Dev., 40 we restated our basic rule

in full: ‘ [T]he agreement will be enforced where the damages are uncertain or

difficult of reasonable ascertainment and the amount agreed upon is not

greatly disproportionate to the actual injury. ” 41

To start, the trial court and MSD have misinterpreted Mattingly. The trial

court and MSD are incorrect when they assert that a liquidated-damages

clause is valid and enforceable simply because a party has asserted actual

damages. As stated in several different ways in Mattingly, the validity and

enforceability of a liquidated-damages provision depends, in part, on the actual

damages sustained. This is so because, for a liquidated-damages provision to

38 Mattingly, 694 S.W.2d at 705.

39 Id. (internal citations omitted) (emphasis in original).

4 o 497 S.W.2d 705, 706 (Ky. 1973).

41 Mattingly, 694 S.W.2d at 705 (internal citations omitted).

36be valid, “ the amount fixed as liquidated damages [cannot be] grossly

disproportionate to the damages actually sustained. ” 42

The trial court denied T+C ’ s motion based on an incorrect interpretation

of Mattingly. No other basis was given for the trial court ’ s order. In other words,

the trial court did not provide, and MSD has never articulated, any other

reason why this information does not fall within the broad reach of

discoverable material under CR 26.02. “ Parties may obtain discovery regarding

any matter, not privileged, which is relevant to the subject matter involved in

the pending action].] ” 43 “ CR 26.02

. . . trends toward discovery.

. . . Relevancy

‘ is more loosely construed upon pre-trial examination than at the trial, and the

Rule requires only relevancy to the subject matter involved in the action. ’ ” 44

Plainly put, MSD and the trial court morphed Mattingly into a discoveryprecluding device, conflating the liquidated-damages rules espoused in

Mattingly with the rules of discovery. T+C was entitled to depose MSD ’ s official

and ask him about actual damages incurred by MSD on the project, and the

trial court abused its discretion in preventing it.

At three different times during the discovery stage, MSD hinted at

having, at the very least, discussed actual damages suffered by MSD in this

case. First, upon receiving T+C ’ s initial request for discovery relating to MSD ’ s

actual damages, MSD responded: “ Per the contract, since the project is not

42 Id.

43 CR 26.02(1).

44 Richmond Health Facilities-Madison, LP v. Clouse, 473 S.W.3d 79, 83 (Ky. 2015)

(internal citations omitted).

37complete, MSD is in the process of determining their damages from the delay

and will supplement in accordance with the rules of civil procedure if and/or

when such delay damages can be ascertained. ” Second, at an MSD

representative ’ s deposition, T+C asked the representative, “ Do you know

anything about the actual damages that MSD has suffered as a result of the

Broad Run Interceptor Project or delay? ” The representative responded, “ No. I

wasn ’ t there when that was discussed. ” Finally, an MSD official in an affidavit

asserted that MSD suffered certain actual damages “ in the form of continued

supervision and administrative costs[.] ” MSD continues to assert that it does

not need to provide any information regarding actual damages by application of

Mattingly at the same time that it continuously asserts that it has suffered

actual damages in addition to alluding to discussions between MSD officials as

to the actual damages, if any, suffered in this case.

Mattingly cannot be used as a shield to block application of the rules of

discovery. MSD cannot use Mattingly to avoid turning over to T+C discoverable

material, if any, regarding actual damages suffered in this case. The only

argument that MSD has made is that the law does not force it to compute

actual damages suffered. But MSD misses the point. T+C is not forcing MSD to

compute its actual damages; T+C is simply asking for discoverable materials

MSD possesses that in any way evidence a computation or estimation of actual

damages. Although MSD argues that it “ has not calculated actual damages for

this project, ” MSD does not argue to this Court that it has never gone about

estimating or discussing actual damages or has no relevant discoverable

material on this matter, rather, MSD has argued, essentially, that whether it

38had discussions about or computed or estimated the actual damages suffered

in this case is irrelevant because actual damages have no bearing on the

assertion of liquidated damages. As highlighted above, such an assertion

contravenes the rule in Mattingly. Simply put, if MSD has discoverable material

regarding actual damages it suffered, it must produce it to T+C. * 45

The trial court abused its discretion when it endorsed the discoveryprecluding use of Mattingly MSD advocated. MSD has, three separate times,

alluded to the fact that it may have discoverable material regarding a

computation or estimation of or discussion about actual damages. Neither

Mattingly nor any other aspect of Kentucky law regarding liquidated damages

has anything to do with the ability of T+C to obtain discoverable material. The

rule that Mattingly does support is that courts must determine whether “ the

amount fixed as liquidated damages is

. . . grossly disproportionate to the

damages actually sustained. 46 Mattingly is in no way a tool to be used by the

trial court to prevent discovery of relevant evidence the trial court could use to

make that determination.

It may be possible for a trial court to award liquidated damages to a

party because it can ascertain that such damages are not “ grossly

disproportionate ” to the actual damages suffered without knowing the exact

amount of those actual damages. If the trial court made that finding in this

45 MSD also argues that the partial discovery it has provided on this matter satisfies

any obligation to provide further discovery. But, this has no bearing on MSD ’ s

obligation to comply fully with the rules of discovery and the trial court ’ s orders.

4 6 Mattingly, 694 S.W.2d at 705.

39case, we may have upheld its ruling. But that is not what the trial court did

here. Rather, the trial court found that simply the existence of actual damages

allows the award of liquidated damages. This is not the appropriate finding to

be made for an award of liquidated damages under Mattingly.

We affirm the Court of Appeals on this issue and remand this case to the

trial court to order MSD to comply with T+C ’ s discovery requests and for the

trial court to consider the resolution of this issue in light of Mattingly, making

findings of facts and conclusions of law as such. 47



### C. The 

### trial court 

### properly denied 

### MSD ’ s 

### motions for directed 

### verdict and



### JNOV 

### regarding liability associated 

### with the 

### construction and 

### repair 

### of a 

### third-party 

### ’ s 

### pond.

MSD next argues that the trial court should have granted its motions for

directed verdict and JNOV regarding MSD ’ s costs incurred in constructing and

repairing a third-party ’ s pond that T+C was allegedly obligated to undertake.

MSD obtained an easement for the project from an adjacent land owner,

agreeing to rebuild and line the landowner ’ s pond to guard against cracks

caused by construction of the project. MSD contracted with T+C to do this

work. T+C argued at trial that, through one of its corporate officials, T+C

obtained permission from MSD to release T+C of liability associated with the

reconstruction and lining of the pond if T+C provided MSD with a written

request from the third-party pond owner assenting to this release.

47 We fail to see how the trial court ’ s error can be considered harmless under CR

61.01, considering the trial court never made the findings Mattingly required it to

make. In fact, as explained, the trial court ’ s opinion is in complete contravention of

Mattingly.

40Three T+C officials testified on this matter. One T+C official stated that

the removal of the pond work from the scope of work of the contract was

discussed and agreed upon. Another T+C official confirmed the agreement

between T+C and MSD to allow T+C ’ s release from the obligation under the

contract related to the reconstruction and lining of the pond upon the thirdparty pond owner ’ s assent. Yet another T+C official was able to point to his

notes from a progress meeting between MSD and T+C confirming that the pond

matter was discussed. The official could not recall who from MSD was at that

meeting. T+C then sought to introduce email communications between the T+C

official and the third-party pond owner, purportedly confirming the pond

owner ’ s assent to T+C ’ s release from the obligation to rebuild and line the

pond. MSD objected to the introduction of this evidence on hearsay grounds,

but the trial court allowed admission of the evidence.

The appropriate standard of review of the trial court ’ s denial of a motion

for directed verdict and JNOV in a civil case is set forth in Lewis v. Bledsoe

Surface Mining Company:

Upon review of the evidence supporting a judgment entered upon a

jury verdict, the role of an appellate court is limited to determining

whether the trial court erred in failing to grant the motion for

directed verdict. All evidence which favors the prevailing party

must be taken as true and the reviewing court is not at liberty to

determine credibility or the weight which should be given to the

evidence, these being functions reserved to the trier of fact. The

prevailing party is entitled to all reasonable inferences which may

be drawn from the evidence. Upon completion of such an

evidentiary review, the appellate court must determine whether the

verdict rendered is “ ‘ palpably or flagrantly ’ against the evidence so

41as ‘ to indicate that it was reached as a result of passion or

prejudice. ” 48

“ In reviewing a trial court ’ s decision to deny a motion for a judgment

notwithstanding the verdict, “ we apply the same standard of review that we use

when reviewing a lower court ’ s decision to deny a motion for a directed

verdict. ” 49

Before we examine the propriety of the trial court ’ s denial of MSD ’ s

motions for directed verdict and JNOV, we must first determine whether we

can consider the email communication between the T+C official and the thirdparty pond owner as evidence that would preclude the granting of these

motions in favor of MSD. MSD argues that the trial court erred in admitting the

contents of the email communication between the MSD official and the thirdparty pond owner, specifically, because the contents of the email constitute

inadmissible hearsay.

“ ‘ Hearsay is a statement, other than one made by the declarant while

testifying at the trial or hearing, offered in evidence to prove the truth of the

matter asserted. ” 50 “ Hearsay is not admissible[.] ” 51

More importantly, however, as Professor Lawson explains: “ The hearsay

rule does not exclude relevant testimony as to what

. . . contracting parties said

with respect to the making

. . . of an

. . . agreement. The presence or absence of

48 798 S.W.2d 459, 461-62 (Ky. 1990) (internal citations omitted).

49 Mountain Water Dist. v. Smith, 314 S.W.3d 312, 316 (Ky. App. 2010) (internal

citations omitted).

50 Kentucky Rules of Evidence ( “ KRE ” ) 801(c).

51 KRE 802.

42such words and statements themselves are part of the issues of the case. ” 52 “ In

a contract action, where a party regularly has to prove the making of an offer,

acceptance of that offer, or specific terms of an agreement, the making of a

statement is almost always an element of a claim or defense. ” 53 “ In these

situations, the statements are sometimes called Verbal acts ’ and sometimes

‘ operative facts, ’ labels that are used to emphasize that the relevance of such

statements does not depend upon the truth of assertions contained therein

(and that such statements do not implicate the hearsay rule). ” 54 Finally,

“ [ejvidence of an

. . . agreement to modify an original contract, or of a[]

. . .

waiver of a condition of that contract, is not inadmissible as hearsay, since

such evidence is attempted proof of an operative statement not within the

hearsay rule. ” 55

The email communications between the T+C official and the third-party

pond owner are, in relevant part, as follows:

T+C Official: I wanted to set out the things we had talked about

this morning, 8-6-2012, regarding the pond

.... This will serve as

a draft to make sure we get things correct.

We discussed the pond restoration and the suspected leak at the

south west end of the pond. We also discussed the overflow at the

north end and the constant trickle of water in it throughout July

and August of this year. We discussed the pond restoration

process; pump out the water, remove the bottom, place new clay

material and re-compact it into place, and let the pond fill by rain

52 Robert G. Lawson, The Kentucky Evidence Law Handbook, § 8.05[2][b] (5th ed.

2013) (quoting Creaghe v. Iowa Home Mut. Ins. Co., 323 F.2d 981, 984 (10th Cir.

1963)).

53 Lawson, supra fn 39.

54 Id. (internal citations omitted).

55 Francis C. Amendola, et al., 31A C.J.S. Evidence § 462 (Sept. 2018 update) (internal

citations omitted).

43water and the natural spring. You mentioned that T+C would not

need to restore the pond as it had never been disturbed. You would

evaluate the need for restoration in one year. You mentioned that

you would only bush hog the western bank of the pond twice per

year. You asked T+C to maintain the brush on the western bank of

the pond to allow you to monitor it more closely. I replied that I

would have to get my superior ’ s OK to authorize that. You offered

to let T+C use your pastures from the street as access to get in

with bush hog equipment. I agreed that if we needed access from

the street through your property, we would give notice before

arriving on site.

T+C will agree to trim back the saplings and the weeds on the

western bank of the pond that borders the construction easement.

T+C will agree to provide notice of 24 hours prior to accessing your

property from the street should the need arise. T+C will agree to re

evaluate the pond and the need for restoration in one year from

today. At that point, if the pond needs no restoration, T+C will be

released from the responsibility to trim the weeds along the

western bank and the responsibility to perform any restoration to

the pond.

Let me know if the summary of the meeting this morning is

accurate and if the terms are agreeable.

Third-Party Pond Owner: One clarification: in reference to item 5

below

— I shared that typically we use the bush-hog twice per year

to the fields in this area of the property

— not that I just only did

the pond perimeter. Other than that slight change, yes you have

captured our discussion and hopefully with getting the brush

trimmed back from this area of the pond we can more closely

assess if there is actually a leakage from the pond and any need for

a full restoration. Thank you for your walk-through with me on

this matter.

T+C sought to use the statements highlighted above to show: 1) that the

conducting of the correspondence itself evidences MSD ’ s assent to modify the

contract to allow T+C to relieve itself of liability for the pond work, as there was

purportedly no other purpose for having such correspondence; and 2) an

agreement on the part of T+C and the third-party pond owner to release T+C

from liability associated with reconstructing the pond. These statements do not

44constitute inadmissible hearsay, but rather relevant verbal acts, because they

evidence the modification of the contract between T+C and MSD and the

making of a contract between T+C and the third-party pond owner. The trial

court did not err in admitting these statements.

Based on the email communication between T+C and the third-party

pond owner, in addition to the testimony of the three T+C officials, we cannot

say that the trial court erred in denying MSD ’ s motions for directed verdict and

JNOV. 56 The testimony of the three T+C officials and the email communications

provide support for the T+C officials ’ contention that MSD agreed to release

T+C from liability for reconstruction and lining of the pond upon the thirdparty pond owner ’ s assent to it.

Even if we had excluded the email communication from evidence, the

entirety of this issue rests on the credibility of the T+C officials. The jury was

entitled to believe

— or to discount

— the T+C officials ’ testimony that MSD and

T+C agreed to relieve T+C of its obligation to restore the third-party ’ s pond. One

official was able to provide his notes from a purported meeting held between

MSD and T+C, where the parties allegedly discussed this issue. MSD

combatted the official ’ s testimony through cross examination and rebuttal

testimony. But the jury was entitled to believe the entirety of the T+C officials ’

56 MSD also argues that “ it is a legal impossibility [that] a stranger to [a] [cjontract

could excuse T+C ’ s duties thereunder owed to MSD alone. ” This argument fails to

recognize that T+C is arguing that MSD agreed to this in a valid modification of the

contract. In other words, T+C is not arguing that it relieved itself of the duty to fix the

pond by agreement with the pond owner alone; rather, T+C first asserts that MSD

agreed to allow T+C to relieve itself from the duty to fix the pond upon agreement from

the third-party pond owner.

45testimony that MSD agreed to relieve T+C of liability associated with

reconstructing the pond and that T+C complied with the necessary conditions,

namely, obtaining the third-party pond owner ’ s assent, to do so.

In sum, we cannot say that the jury ’ s verdict was “ ‘ palpably or flagrantly ’

against the evidence so as ‘ to indicate that it was reached as a result of passion

or prejudice. ” 57 So we affirm the Court of Appeals on this issue.



### III. 

### CONCLUSION.

For the reasons stated above, we affirm, in part, and reverse, in part, the

Court of Appeals and remand this case to the trial court for further proceedings

consistent with this opinion.

All sitting. All concur.

COUNSEL FOR APPELLANT:

Kenneth Allen Bohnert

Jennifer Fust-Rutherford

Richard M. Sullivan

Conliffe, Sandman, & Sullivan PLLC

COUNSEL FOR APPELLEE:

Gerald Lee Stovall

The Stovall Firm, PLLC

57 Lewis, 798 S.W. 2d at 461-62

46