1

2

3

4

5

6

7

8

9

10

11

12

13

14

15

16

17

18

19

20

21

22

23

24

25

26

27

28 Weil, Gotshal & Manges LLP 767 Fifth Avenue New York, NY 10153-0119

EXHIBIT 1-G

IT Implementation Services

Case: 19-30088 Doc# 4602-8 Filed: 11/07/19 Entered: 11/07/19 19:32:50 Page 1

of 7
Contract Work Authorization

Change Order

62-1689 CWA (08-21-18) Sourcing

Contract Work Authorization (CWA) Change Order

This is Change Order (“CO”) No. 1 to Contract Work Authorization No. C13030 dated December 27, 2018 issued under and 

pursuant to the Blanket Agreement or Master Service Agreement No. C74 (4400011341) dated January 17, 2017 (the “MSA”) 

between the below-named Contractor (“Contractor”), a Delaware limited liability partnership, and Pacific Gas and Electric 

Company (“PG&E”), a California corporation with its headquarters located at 77 Beale Street, San Francisco, California 94105. 

Contractor shall perform all Work under this CWA, as amended by this Change Order, pursuant to and in accordance with the 

terms and conditions of the MSA.

Contractor’s 

Legal Name: 

PricewaterhouseCoopers LLP This Change Order consists of 6 pages.

Contractor’s 

Address: 

300 Madison Avenue

New York, NY 10017

Project Name: New Revenue Development (NRD) Contract Management – IT Implementation of Salesforce

Job Location: various

CHANGES: The Parties hereby modify the Contract Work Authorization referenced above as follows:

Contractor shall provide additional services as described in the attached Scope of Work.

Consideration for satisfactory completion of Work shall be increased by $90,000 for a new CWA total of $520,000.

The CWA Term expiration date and Work completion date shall be April 26, 2019. The Parties expressly agree this CWA shall be 

deemed to have been in full force and effect without interruption since the effective date of December 27, 2018.

ATTACHMENTS: The following are attached to this CWA Change Order and incorporated herein by this reference.

Attachment No. 1 – Scope of Work, pages 3 through 6

PRICING CHANGES: Previous Total CWA Value: $ 430,000.00

Addition or Deduction: $ 90,000.00

Revised Total CWA Value: $ 520,000.00

All other terms and conditions of the CWA, as it may have been amended by previous CWA Change Order(s), if any, shall 

remain the same.

PG&E Corporation (“PG&E Corp.”) and Pacific Gas and Electric Company (the “Utility,” and, together with PG&E Corp., the “Debtors”), are 

debtors-in-possession in a proceeding pending under chapter 11 of title 11 of the United States Code (the “Bankruptcy Code”), in the United 

States Bankruptcy Court for the Northern District of California. Nothing herein shall be deemed to constitute an assumption of the Contract 

and/or any CWA or a waiver or modification of the Debtors’ rights to assume, assume and assign, or reject the Contract and/or any CWA 

pursuant to section 365 of the Bankruptcy Code. The Debtors hereby reserve all rights available to them under such proceedings. Any 

amounts paid by the Debtors hereunder must be applied to goods and/or services provided to the Debtors on or after January 29, 2019 (the 

“Petition Date”) and shall not be applied to satisfy Claims (as defined in the Bankruptcy Code) arising prior to the Petition Date. 

THE PARTIES, BY SIGNATURE OF THEIR AUTHORIZED REPRESENTATIVES, HEREBY AGREE TO THE TERMS 

OF THIS CWA CHANGE ORDER.

PACIFIC GAS AND ELECTRIC COMPANY CONTRACTOR: PricewaterhouseCoopers LLP 

Signature Signature

Name Name

Title Title

Date Date

page 1 of 6

DocuSign Envelope ID: B9C95FFB-3BD8-4B27-8F8D-5C916903B51C

Principal

Trevor Larocqque

4/15/2019

Supervisor

4/15/2019

Jen Senft

DocuSign Envelope ID: 3A3343CE-C88A-4F3D-8B4E-0A05E3A66266

Case: 19-30088 Doc# 4602-8 Filed: 11/07/19 Entered: 11/07/19 19:32:50 Page 2

of 7
62-1689 CWA (08-21-18) Sourcing

ADMINISTRATION

PG&E 

Negotiator

Paul Bergmann Contractor

Representative

Ryan McGinn

Phone 415-973-9693 Phone 650-387-4197

Email: p1bi@pge.com Email: ryan.k.mcginn@pwc.com

Accounting 

Reference

INTERNAL PG&E USE ONLY

Distribution Date

Distribution of Copies:

ARIBA Contracts (“27” series): Buyer uploads 

an executed copy in Ariba.

Contractor

(Signed Original Copy)

Work Supervisor Manager 

Invoice Approver Supervisor 

V.P. Sourcing/ Purchasing 

Director Law 

Change Order No. 1 to CWA C13030 page 2 of 6

DocuSign Envelope ID: B9C95FFB-3BD8-4B27-8F8D-5C916903B51C DocuSign Envelope ID: 3A3343CE-C88A-4F3D-8B4E-0A05E3A66266

Case: 19-30088 Doc# 4602-8 Filed: 11/07/19 Entered: 11/07/19 19:32:50 Page 3

of 7
Scope of Work

The purpose of this Change Order (CO) is for PwC and PG&E to amend the contract terms for 

CWA C13030 due to changed and additional scope. This Change Order shall ensure continuity of 

PwC team members who were originally planned to roll on March 29th to continue till April 

26th. Continuity of these resources is critical to cover the changed and additional scope of work 

for implementing Sales and CLM implementation project. 

Specific changes to CWA C13030 are as follows:

• Section CWA Term and CWA Completion under the CWA Header

o Update end date - March 29th, 2019 to April 26, 2019

o Update the total fees from $430,000 to $520,000 (addition of $90,000)

• Section Scope of Work

o Updates to Code, Configuration and Security

o Testing

o Deployment

o Data Migration

o Mass download contract utility

o Updates to Opportunity stages and probabilities

Updates to Code, Configuration and Security

Based on the change in direction to deploy to NRD Salesforce instances, below are the updates 

to code and configuration.

PwC Responsibility PG&E Responsibility

Tasks

• Update profiles and roles based on NRD

data model.

• Remove EI object references from code

and configuration

• Unit test the updates to the code and

configuration

• Transition org from classic to lightning for

all profiles.

Deliverables

• Updated technical document

• Updated configuration workbook

Tasks

• PG&E IT to validate the components

• QA to test for any defects

Deliverables

• Validate and check code for an issues in

NRD

Change Order No. 1 to CWA C13030 page 3 of 6

DocuSign Envelope ID: B9C95FFB-3BD8-4B27-8F8D-5C916903B51C DocuSign Envelope ID: 3A3343CE-C88A-4F3D-8B4E-0A05E3A66266

Case: 19-30088 Doc# 4602-8 Filed: 11/07/19 Entered: 11/07/19 19:32:50 Page 4

of 7
Scope of Work

Testing

Based on the change in direction to deploy to NRD Salesforce instances, below are the updates 

to testing responsibilities.

PwC Responsibility PG&E Responsibility

Tasks

• Defect resolution of QA, UAT and

Production bugs in NRD instance of

Salesforce.

• Updated test classes for NRD instance of

Salesforce

• Define PwC and PG&E to define mutually

agreeable QA and UAT exit criteria by

which testing completion shall be

determined.

Deliverables

• Unit testing for code and configuration

Tasks

• QA Team to perform UAT and Production

testing in the NRD Prod instance of

Salesforce.

• PG&E to provide technical and functional

resource(s) and collaborate with PwC in

QA, UAT and Post – Production period.

The combined team to help address issues

and resolve defects.

Deliverables

• Updated testing strategy including

environment strategy

• Updated test cases and test scripts

Deployment

Based on the change in direction to deploy to NRD Salesforce instances, below are the updates 

to the deployment responsibilities.

PwC Responsibility PG&E Responsibility

Tasks

• Deploy code and configuration to NRD

Prod, NRD QA and NRD Dev instances.

• Create dummy users for QA Testing in

NRD QA

• Communicate deployment status during

deployments to NRD Prod and UAT.

• Create QA and Dev sandbox instances for

NRD.

Tasks

• QA test the deployment to NRD Prod/UAT

• Business to validate deployment to NRD

Prod/UAT

Deliverables

• Validate code and configuration migration.

• Signoff on deployment

Change Order No. 1 to CWA C13030 page 4 of 6

DocuSign Envelope ID: B9C95FFB-3BD8-4B27-8F8D-5C916903B51C DocuSign Envelope ID: 3A3343CE-C88A-4F3D-8B4E-0A05E3A66266

Case: 19-30088 Doc# 4602-8 Filed: 11/07/19 Entered: 11/07/19 19:32:50 Page 5

of 7
Scope of Work

Deliverables

• Deployed code to NRD Prod, NRD QA and

NRD Dev

• Configuration workbook

Data Migration 

Based on the change in direction to deploy to NRD Salesforce instances, below are the updates 

to the deployment responsibilities.

PwC Responsibility PG&E Responsibility

Tasks

• Migrate Lead and Opportunity, Contract,

Contact data to EITEST.

• Assist PG&E on data migration to NRD

instance QA, UAT/production instances of

Salesforce and provide necessary support.

Deliverables

• Contract header migration template

• Translation document (Data Model and field

mapping)

• Files for data migration

• Scripts for data migration

Tasks 

• Migrate Opportunity, Contract, Contact,

Account data to NRD UAT/production,

QA.

• Business to validate data migration to

NRD UAT/Production

Deliverables

• Data migration plan

• Signoff on data migration plan, files and

scripts provided by PwC

• Business to validate data migration to

UAT/production by running reports

• Smoke test data migration

• Signoff from business on data migration

post deployment to UAT and production

Change Order No. 1 to CWA C13030 page 5 of 6

DocuSign Envelope ID: B9C95FFB-3BD8-4B27-8F8D-5C916903B51C DocuSign Envelope ID: 3A3343CE-C88A-4F3D-8B4E-0A05E3A66266

Case: 19-30088 Doc# 4602-8 Filed: 11/07/19 Entered: 11/07/19 19:32:50 Page 6

of 7
Scope of Work

Mass download contract utility 

A mass download contract utility shall reduce time to download all the contracts by account, 

product line, created dates, type, etc. Since Salesforce does not provide this capability out of the 

box, it shall be custom built in Apex and Visualforce.

PwC Responsibility PG&E Responsibility

Tasks

• Create a mass download contract utility to

download multiple contracts as a zip file

based on filters provided by business, not

to exceed three filters.

• Unit test the mass download contract

utility

Deliverables

• Mass download contract utility

• Technical specifications document

Tasks

• QA test the download utility

• Performance test the deployment utility

Deliverables

• Signoff on technical specification

Updates to Opportunity stages and probabilities

An update to opportunity stages and probabilities, earlier provided by business, is required to 

align closely with business requirements. Since part of the opportunity process has already been 

developed and tested, this shall require some re-work for development and testing teams. 

PwC Responsibility PG&E Responsibility

Tasks

• Update opportunity stages and

probabilities based on direction from

business

• Unit test layouts, validation rules and code

for opportunity process.

Deliverables

• Updated functional specification and

stories

• Technical specifications document

• Updated opportunity process

Tasks

• Business to provide updated stages for

opportunity

• QA to test the new opportunity process

Deliverables

• Signoff on updated functional specification

• Signoff on updated technical specification.

• QA signoff on testing of opportunities.

Change Order No. 1 to CWA C13030 page 6 of 6

DocuSign Envelope ID: B9C95FFB-3BD8-4B27-8F8D-5C916903B51C DocuSign Envelope ID: 3A3343CE-C88A-4F3D-8B4E-0A05E3A66266

Case: 19-30088 Doc# 4602-8 Filed: 11/07/19 Entered: 11/07/19 19:32:50 Page 7

of 7