EX-10.43




 Exhibit 10.43 

CHANGE ORDER FORM 

Platform Design Modifications, Compressor Oil Fills, Additional Building Modifications 

 

			
	PROJECT NAME: Sabine Pass LNG Liquefaction Facility	  	CHANGE ORDER NUMBER: CO-00042
		
		  	DATE OF CHANGE ORDER: October 16, 2015
		
	OWNER: Sabine Pass Liquefaction, LLC	  	
		
	CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.	  	
		
	DATE OF AGREEMENT: November 11, 2011	  	

  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

 

	1.	Cheniere was notified by the U.S. Coast Guard that the view of the Port Arthur Canal D Front and Rear Range Lights, were being obstructed by the Air Receiver. Parties agree Bechtel will remove the two access ladders,
and intermediate platform of the Air Receiver (10V-3501) and implement a stair platform between the Nitrogen Receiver (10V-3901) and the Air Receiver (10V-3501). Exhibit A of this Change Order depicts this design change. 


 

	2.	Parties agree Bechtel will use new oil for the final fill of the twelve (12) refrigeration compressors (six (6) in Train 1 and six (6) in Train 2). Bechtel will purchase 30,870 gallons of additional oil
in order to perform flushing of the Train 1 and Train 2 compressors prior to the final fill. This execution strategy deviates from the original strategy of performing the final fill with the oil that had been used for the flushing of the
compressors. 

  

	3.	Parties agree Bechtel will provide the following engineering services to support the three (3) new buildings (Maintenance Building, Warehouse Building, and RTFC (Fire House) Building) being constructed in the
Existing Facility by Cheniere. This is in addition to scope that was captured in CO-00041, executed on May 7, 2015: 

  

	 	a.	Add two (2) lift stations – one each in the Maintenance Building and the RTFC (Fire House) Building. 

  

	 	b.	Design external active fire water coverage for the buildings. 

  

	 	c.	Provide the design (ISOs, ELPs, etc) for the lift station outlet piping to the inlet of the existing treatment plant in lieu of tying in before the lift station K-121for both the Maintenance Building and the RTFC (Fire
House) Building. 

  

	 	d.	Design the foundation for the lift stations to incorporate piles, pile caps, and foundations so as to match the lift station design of the Remote Operator Building. 


 

	4.	The overall cost breakdown for this Change Order is detailed in Exhibit B. 

  

	5.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit C of this Change Order. 


 
  
  

					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	3,900,000,000	  
	 Net change by previously authorized Change Orders (#00001-00041)
	  	$	211,834,943	  
	 The Contract Price prior to this Change Order was
	  	$	4,111,834,943	  
	 The Contract Price will be (increased) by this Change Order in the amount of
	  	$	552,788	  
	 The new Contract Price including this Change Order will be
	  	$	4,112,387,731	  









 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See Exhibits B and C 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:
             Contractor              Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in
this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:              Contractor
             Owner 
 Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and
conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 /s/ Ed Lehotsky
	 		 	 /s/ JT Jackson

	Owner	 		 	Contractor
	 Ed Lehotsky
	 		 	 JT Jackson

	Name	 		 	Name
	 VP LNG Projects
	 		 	 Sr. Vice President

	Title	 		 	Title
	 Oct. 28, 2015
	 		 	 10-16-15

	Date of Signing	 		 	Date of Signing