EX-10.1



 Exhibit 10.1 

CHANGE ORDER FORM 

Existing Jetty Structural Steel Analysis – Tanks 104 & 105 

 

			
	 PROJECT NAME: Sabine Pass LNG Stage 3 Liquefaction Facility

 
 OWNER: Sabine Pass Liquefaction, LLC

 
 CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

 
 DATE OF AGREEMENT: May 4, 2015
	  	 CHANGE ORDER NUMBER: CO-00029

 
 DATE OF CHANGE ORDER: March 28, 2018


  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

 

	1.	Change Order CO-00026, dated February 1, 2018, assumed the waterfall structures for the LNG tanks are the same. Following execution of Change Order CO-00026, Owner and Contractor performed a walkdown of the LNG tanks and determined the waterfall structures on Tanks 104 and 105 are different from the waterfall structures on Tanks 101, 102 and 103. Per Article
6.1.B of the Agreement, the Parties agree Contractor shall perform the tank top analysis needed to determine whether structural steel modifications are required around the existing jetty and the lines connecting the existing LNG tanks to the jetty.


  

	2.	The as-built drawings for Tanks 104 & 105 shall be obtained by Owner and provided to Contractor to be analyzed. 


 

	3.	Owner may not disclose the Contractor Work Product to any third party, unless Contractor’s prior written consent has been obtained (such consent not to be unreasonably withheld or delayed), provided that
Contractor’s prior written consent is hereby deemed to be given for disclosure to the Parties listed in Exhibit A to the extent such Parties have entered into a confidentiality agreement with Owner no less stringent than this Agreement.


  

	4.	Notwithstanding anything to the contrary herein, Contractor shall perform the Work in accordance with the standard of skill and care reasonably to be expected in the international engineering and construction industry
for projects of the type, size and complexity of the Work contemplated herein. In the event that any such Work under this Change Order fails to meet that standard of performance, Contractor’s sole liability and Owner’s sole remedy shall be
limited to Contractor reperforming such Work at its own expense; provided that notice of such failure is given by Owner within a reasonable time and no later than twelve (12) months from the completion of the Work in question.


  

	5.	The work pursuant to this Change Order is not a condition to and will not prevent the achievement of Stage 3 Substantial Completion or impact the Stage 3 Defect Correction Period. 


 

	6.	The cost breakdown for this Change Order is detailed in Exhibit B. 

  

	7.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit C of this Change Order.


  
  

					
	Adjustment to Contract Price	  			
	 The original Contract Price was
	  	$	2,987,000,000	 
	 Net change by previously authorized Change Orders (#00001-00028)
	  	$	105,284,815	 
	 The Contract Price prior to this Change Order was
	  	$	 3,092,284,815	 
	 The Contract Price will be increased by this Change Order in the amount of
	  	$	48,281	 
	 The new Contract Price including this Change Order will be
	  	$	 3,092,333,096	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

  
 1 








 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if
necessary) N/A 
 Adjustment to Payment Schedule: Yes. See Exhibit C. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials: ____
Contractor ____ Owner 
 [B] This Change Order shall not constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials: ____ Contractor ____
Owner 
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the
original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This
Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	  
	  		 	  

	Owner	  		 	Contractor
	  
	  		 	  

	Name	  		 	Name
	  
	  		 	  

	Title	  		 	Title
	  
	  		 	  

	Date of Signing	  		 	Date of Signing








 CHANGE ORDER FORM 

Train 5 JT Valve PV-16002 Internals Modification, Eaton Switchgear Bus Repairs & Inspection
Isometrics 
  

			
	 PROJECT NAME: Sabine Pass LNG Stage 3 Liquefaction Facility

 
 OWNER: Sabine Pass Liquefaction, LLC

 
 CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

 
 DATE OF AGREEMENT: May 4, 2015
	  	 CHANGE ORDER NUMBER: CO-00030

 
 DATE OF CHANGE ORDER: April 18, 2018


  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

 

	8.	Owner has requested Contractor to replace the trim of the Train 5 JT Valve PV-16002 in the Methane Cold Box. Per Article 6.1.B of the Agreement, the Parties agree Contractor shall
remove, ship, reinstall and commission the Train 5 JT Valve PV-16002. The valve is to be removed by Contractor and shipped to the valve manufacturer in order to install the new trim. This Change Order includes
the hours spent by Contractor and the cost of shipping and trim replacement by the valve manufacturer. 

  

	9.	Per Article 6.1.B of the Agreement, the Parties agree Contractor shall replace a damaged section of the electric bus inside the revamp sync bus substation and tie-in Stage 3
cables. 

  

	10.	Per Article 6.1.B of the Agreement, the Parties agree Contractor shall setup and provide sample Inspection Isometrics. 

  

	11.	The cost breakdown for this Change Order is detailed in Exhibit A. 

  

	12.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.


  
  

					
	Adjustment to Contract Price	  			
	 The original Contract Price was
	  	$	2,987,000,000	 
	 Net change by previously authorized Change Orders (#00001-00029)
	  	$	105,333,096	 
	 The Contract Price prior to this Change Order was
	  	$	3,092,333,096	 
	 The Contract Price will be increased by this Change Order in the amount of
	  	$	76,321	 
	 The new Contract Price including this Change Order will be
	  	$	3,092,409,417	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A 

Adjustment to Payment Schedule: Yes. See Exhibit B. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 







 Select either A or B: 

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials: ____ Contractor ____ Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all
effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials: ____ Contractor ____ Owner 

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	  
	  		 	  

	Owner	  		 	Contractor
	  
	  		 	  

	Name	  		 	Name
	  
	  		 	  

	Title	  		 	Title
	  
	  		 	  

	Date of Signing	  		 	Date of Signing








 CHANGE ORDER FORM 

Blind and Spacer Set for Feed Gas Header 
  

			
	 PROJECT NAME: Sabine Pass LNG Stage 3 Liquefaction Facility

 
 OWNER: Sabine Pass Liquefaction, LLC

 
 CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

 
 DATE OF AGREEMENT: May 4, 2015
	  	 CHANGE ORDER NUMBER: CO-00031

 
 DATE OF CHANGE ORDER: April 18, 2018


  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

 

	13.	Per Article 6.1.B of the Agreement, the Parties agree Contractor shall design and install a blind and spacer set downstream of the isolation valve of the feed gas header into Stage 3 as depicted in Exhibit A.


  

	14.	The cost breakdown for this Change Order is detailed in Exhibit B. 

  

	15.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit C of this Change Order.


  
  

					
	 Adjustment to Contract Price
	  

	 The original Contract Price was
	  	$	2,987,000,000	 
	 Net change by previously authorized Change Orders (#00001-00030)
	  	$	105,409,417	 
	 The Contract Price prior to this Change Order was
	  	$	3,092,409,417	 
	 The Contract Price will be increased by this Change Order in the amount of
	  	$	61,098	 
	 The new Contract Price including this Change Order will be
	  	$	3,092,470,515	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A 

Adjustment to Payment Schedule: Yes. See Exhibit C. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials: ____
Contractor ____ Owner 
 [B] This Change Order shall not constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials: ____ Contractor ____
Owner 







 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	  
	  		 	  

	Owner	  		 	Contractor
	  
	  		 	  

	Name	  		 	Name
	  
	  		 	  

	Title	  		 	Title
	  
	  		 	  

	Date of Signing	  		 	Date of Signing








 CHANGE ORDER FORM 

Additional GTG Testing 
  

			
	 PROJECT NAME: Sabine Pass LNG Stage 3 Liquefaction Facility

 
 OWNER: Sabine Pass Liquefaction, LLC

 
 CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

 
 DATE OF AGREEMENT: May 4, 2015
	  	 CHANGE ORDER NUMBER: CO-00032

 
 DATE OF CHANGE ORDER: April 18, 2018


  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

 

	16.	Per Article 6.1.B of the Agreement, the Parties agree Contractor shall conduct an additional Commissioning Test on the two (2) Gas Turbine Generators (GTGs). The test, consisting of three (3) phases, will
provide validation that the GTGs will provide reliable power to Stage 3 throughout the Commissioning and Start-Up period. The three (3) test phases are described as follows: 


 

	 	a.	Phase 1: A one-hour loading test at each load of 25%, 50% and 75%; 

  

	 	b.	Phase 2: A sudden increase and load rejections test at specific load step changes; 

  

	 	c.	Phase 3: Load sharing between the Stage 3 GTGs only. For clarity, this test does not include attempts to load share with the operation facility. 


 

	17.	The cost breakdown for this Change Order is detailed in Exhibit A. 

  

	18.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.


  
  

					
	 Adjustment to Contract Price
	  

	 The original Contract Price was
	  	$	2,987,000,000	 
	 Net change by previously authorized Change Orders (#00001-00031)
	  	$	 105,470,515	 
	 The Contract Price prior to this Change Order was
	  	$	3,092,470,515	 
	 The Contract Price will be increased by this Change Order in the amount of
	  	$	268,662	 
	 The new Contract Price including this Change Order will be
	  	$	3,092,739,177	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A 

Adjustment to Payment Schedule: Yes. See Exhibit B. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 







 Select either A or B: 

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials: ____ Contractor ____ Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all
effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials: ____ Contractor ____ Owner 

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	  
	  		 	  

	Owner	  		 	Contractor
	  
	  		 	  

	Name	  		 	Name
	  
	  		 	  

	Title	  		 	Title
	  
	  		 	  

	Date of Signing	  		 	Date of Signing