1 11/3/00

Reclamation's PA Work Plan, 

FY01-03

N. Coulam
2 11/3/00

Vision Statement

n Adopt protocol evaluation panel (PEP) 

recommendations to achieve compliance 

with National Historic Preservation Act 

(PA) and Grand Canyon Protection Act.
3 11/3/00

Goal: Complete Stipulations in 

Programmatic Agreement.

n 1. Identification and evaluation of 

properties within area of potential 

effects.

n 2. Monitor to determine operational 

effects and mitigation of effects.

n 3. Long-term management through an 

historic preservation plan (HPP). 
4 11/3/00

1. Finish Historic Preservation 

Plan (HPP). 

n Plan includes:

n A. Research design (FY01 $130,000)

n B. Consultation plan (FY01 $9,000)

n C. Database plan (FY01-02 $77,500)

n D. Introduction (FY02 $40,000)

n E. Monitoring plan (FY02 $37,500)

n F. Treatment plan (FY03 $200,000)

n G. Public involvement plan (FY03 $30,000)

n H. Curation, NAGPRA plan (FY03 $25,000) 
5 11/3/00

2. Expand Native American 

Involvement.

n A. Tribes write consultation plan (FY01 $9,000). 

n B. Define tribal interests, trust assets.

n C. Define agency and AMP authorities, 

responsibilities. 

n D. Involve tribes early in planning programs and 

projects. 

n E. Determine eligibility of traditional cultural 

properties. 
6 11/3/00

3. Improve Coordination and 

Integration & 11. Contracting 

Procedures. 

n Reclamation program administration 

(FY01-03 $80,000/year, declining over 

time.)

n Send Reclamation’s staff to Federal 

Acquisitions Regulation training ($500-

1000.)
7 11/3/00

4. Refine Definition of Area of 

Potential Effects & 6. Reassess 

Geomorphologic Research 

Priorities.

n Can effects of dam operation be 

separated from existence or natural 

processes? (FY01, $40,000)

n If yes, then research project (FY02-03 

ca. $130,000-150,000/year)

n If no, then make decision about effects.
8 11/3/00

5. Systematically Evaluate 

Historic Properties.

n Complete tribal value study (FY01 

$30,000).

n Contract for research design (FY01 

$130,000) ($55,000 Reclamation + 

$75,000 GCMRC).

n Incorporate property-by-property 

assessment.
9 11/3/00

7. Redefine Cultural Resources 

Monitoring Programs.

n Update current protocols and continue 

monitoring (FY01-02 $221,000 GRCA + $27,500 

GLCA/year).

n Update tribal protocols via GCMRC Terrestrial 

Program (FY01 $15,000 Paiute + $15,000 

Hualapai/year + GCMRC $).

n Contract for monitoring plan (FY02 $37,500; 

$12,500 Reclamation + $25,000 GCMRC).

n New monitoring programs (FY03).
10 11/3/00

8. Develop Integrated 

Treatment Plan. 

n Contract for treatment plan (FY03 

$200,000).

n New treatment programs in place (FY04).
11 11/3/00

9. Prepare Cultural Resources 

Database Plan. 

n FY01 Plan ($40,000) includes:

n A. Identify data and variables.

n B. Provide copies to statistician.

n C. Formulate queries.

n D. Design Access structure.

n E. Import data and provide to GCMRC. 
12 11/3/00

9. Database Plan Continued. 

n FY02 Plan ($37,500) includes:

n A. Design Oracle database.

n B. Import Access database to Oracle.

n C. Train users. 
13 11/3/00

10. Expand Public Outreach 

and Education Activities. 

n A. Develop plan (FY03 $30,000; $20,000 

Reclamation + $10,000).