##### Table of Contents



Exhibit (as)
 
 MILLION OUNCE PLANT UPGRADE
PROJECT
 CONTRACT PACKAGE: MOPU-0011
 ENGINEERING DESIGN FOR UPGRADE OF
CRUSHING, CONVEYING, GRINDING & OXIDATION
FACILITIES
 MINOR WORKS  CONSULTANCY AGREEMENT
SCHEDULE OF RATES
 Volume 1 of 2




---



##### 



MILLION OUNCE PLANT UPGRADE  MOPU-0011
 
  
  Page1.0 AGREEMENT PARTICULARS
    
    
    12.0 AGREEMENT
    
    
    13.0 GENERAL TERMS AND CONDITIONS
    
    
    24.0 SPECIAL CONDITIONS
    
    
    115.0 SPECIFICATIONS
    
    
    156.0 SCHEDULE OF RATES & BUDGET.
    
    
    177.0 ORGANISATION STRUCTURE & CATEGORIES.
    
    
    188.0 PROJECT SCHEDULE.
    
    
    209.0 PROJECT REPORTING.
    
    
    2110.0 PROJECT DOCUMENTATION.
    
    
    22APPENDICESAppendix 1 Budget DetailsAppendix 2 Project SpecificationsAppendix 3 Project Base Line ScheduleAppendix 4 ReportsAppendix 5 DrawingsAppendix 6 letter of awardVolume 2Drawings as noted in Appendix 5.




---



##### Table of Contents



1.0
    
    AGREEMENT PARTICULARSMINE: Lihir Gold Mine (Owner)PRINCIPAL: Lihir Services Australia Pty Limited (ABN 33 116 067 611) of Level 9 AAMI
Building 500 Queen Street, Brisbane 4000, Australia (LSA)CONSULTANT: Lycopodium Minerals Qld Pty Ltd (ABN: 37 124 757 384) (Consultant)ADDRESS OF CONSULTANT: 163 Wharf Street, Spring Hill QLD 4000TEL No: 07 3244 7777


FAX No: 07 3244 7788EMAIL:AGREEMENT No: MOPU-0011DATE: 11th September, 2008TENDERED BUDGET COST:AGREEMENT CURRENCY: AUD ............. (If nothing stated AUD)COMMENCEMENT DATE: 10th September, 2008.ANTICIPATED COMPLETION DATE: 4th November, 2009.
 
 2.0
    
    AGREEMENT2.1
    
    Whereas LSA is desirous to engage the Consultant to provide certain Services:Engineering Design for Upgrade of Crushing, Conveying, Grinding & Oxidation Facilities
(the Services)The Consultant will provide the Services from the Commencement Date to the Completion Date
in accordance with this Agreement, at the rates set out in Appendix 1 and will not without
the prior written consent of LSA exceed the Tendered Budget Cost. The Consultant
will not perform anyServices beyond of the Tendered Budget Cost without LSAs written
approval.




---



##### Table of Contents



Page 2 
 2.2
    
    When the Consultant reaches of each functional area (refer Appendix 1) and the
Tendered Budget Cost, the Consultant must notify LSA promptly in writing that this amount
has been reached.2.3
    
    The documents listed in the Table of Contents shall be deemed to form and be read and
construed as the entire agreement between the parties:In the event of any inconsistency between the above documents, they will be read in the
order of precedence shown below.
 1)
    
    Section 1 The Agreement Particulars2)
    
    Section 6 Schedule of Rates & Budget;3)
    
    Section 5 Specifications;4)
    
    Section 4 Special Conditions; and5)
    
    Section 3 The General Terms and Conditions.
 
 3.0
    
    GENERAL TERMS AND CONDITIONS3.1
    
    The Consultant shall carry out the Services in a proper and professional manner in
accordance with the terms of this Agreement and in accordance with all laws, by-laws, acts,
regulations, conditions or requirements of any authority having jurisdiction over the
Services or the work to which the Services relates (Applicable Laws).3.2
    
    Before commencing the Services, the Consultant shall give LSA copies of certificates of
currency of the insurances required.3.2.1
    
    Insurances to be Arranged by the Consultant
 a)
    
    Professional Indemnity insurance with a limit of not less than inclusive
for any one claim. Such insurance shall be continued in place for at least six years
following completion of the Services;b)
    
    Public Liability Insurance covering all legal liability to pay damages or
compensation arising out of any injury to or death of any person or any loss of or
damage to any property (including, but not limited to, property of LSA) for an amount
of not less than in respect of any one occurrence;c)
    
    Workers Compensation as required under any Applicable Laws.d)
    
    Where applicable, motor vehicle liability insurance indemnifying against
liability for death or injury to any person and loss or damage to any property with
minimum coverage of




---



##### Table of Contents



Page 3 3.2.2
    
    General Insurance requirements
 a)
    
    All insurances shall be with a reputable Australian insurer
and, where possible, must note the interests of LSA as principal.b)
    
    The Consultant must ensure all policies of insurance remain in
force for the duration of this Agreement and provide evidence of
currency to LSA on demand.c)
    
    The Consultant shall be liable for all deductibles specified in insurances.
 3.3
    
    This Agreement is based on a Schedule of Rates. The nature and scope of the
Services
are of the type that the Consultant is familiar with and experienced in
performing,
accordingly, the Consultant has been able, as a result of their familiarity
and experience
in performing such Services, to assess a reasonable budget (Appendix 1) to
fully
complete all the Services necessary to produce the requirements of the
Agreement, even
though those requirements are only generally stated. The Consultant will be
paid in
accordance with the Schedule of Rates for performing the Services required
for each
deliverable up to but not exceeding without prior written consent of LSA
the Tendered
Budget Cost. Such rates are applicable to 30 December 2008 and new rates
will be
reviewed every six months in accordance with Section 6.0 Schedule of Rates
and
Budget.The Principal must, with respect to the Services being performed, reimburse
the Consultant for all Reimbursable Expenses on a monthly basis within 30
days of receiving satisfactory supporting documents.
 3.4
    
    If at any time during the term of the Agreement, LSA determines that the
Services should
be varied, LSA may require the Consultant to:
 i)
    
    Increase, decrease or omit any part of the Services;ii)
    
    Execute additional Services.
 (Variations)The Consultant shall carry out Variations only upon receipt of a Variation
Order as per Section 5 issued by LSA. The consultant shall perform such
variation at the rates set out in Section 6.0 as adjusted on a six monthly
basis in accordance with clause 3.3.3.5
    
    Once each month, the Consultant shall prepare and present to LSA a Progress
Claim. Progress payments shall be made within 30 days after receipt by LSA of
a proper Tax Invoice.3.6
    
    If the Consultant considers that it is entitled to receive any payment in addition to the
Tendered Rates and Issued Variation Orders, (Claim), it shall, within 14 days of the
commencement of the circumstances giving rise to such Claim, submit a written notice of




---



##### Table of Contents



Page 4 
 claim (Notice of Claim) setting out the detailed particulars of the Claim that are
known at the time of making the Claim. The Consultant shall only be entitled to Claim for
the payment of costs and expenses incurred from 14 days prior to receipt by LSA of the
Notice of Claim.3.7
    
    Indemnities3.7.1
    
    The Consultant shall indemnify, defend and hold harmless LSA from any legal liability for
loss, damage, claim, cause of action or liability for:
 a)
    
    the death or injury to the officers, employees, agents,
representatives of the Consultant or LSA; andb)
    
    loss of or damage to property (personal or real); andc)
    
    to the extent arising from acts, omissions or negligence of the consultant.
 3.7.2
    
    LSA shall indemnify, defend and hold harmless the Consultant from any legal liability for
loss, damage, claim, cause of action or liability for:
 d)
    
    the death or injury to the officers, employees, agents, representatives of
LSA directly resulting from the performance of obligations by LSA, its officers,
employees, or agents under this Agreement, and;e)
    
    the injury or death to third parties or any third party claims including
damage to property caused by or directly resulting from the performance obligations
by LSA, its officers, employees, or agents under this Agreement.
 except to the extent that the Consultant contributed to any such loss, damage, claims or
demands in (c) and/or (d).3.7.3
    
    Notwithstanding any clause in this Agreement under no circumstances shall a party be
liable to the other party for any indirect or consequential loss, including but not
limited to
any loss of opportunity, loss of earnings (actual or anticipated), pure economic loss or
loss of profits, loss of use, or any other form of economic loss howsoever arising. This
clause will survive termination or expiry of this Agreement.




---



##### Table of Contents



Page 5 3.8
    
    LSA may, at its option, at any time and for any reason it may deem
advisable, following 3
days written notice, cancel and terminate the Agreement, in which event the
Consultant
shall be entitled to receive payment for demobilisation, all Services provided
and an
additional amount of the value of Service performed by the Consultant in
the
ten (10) days prior to the date of the written notice of cancellation and
termination which
is hereby agreed to be the total entitlement of the Consultant for any
inconvenience, loss
or damage incurred by it due to the cancellation and termination of the
Agreement by
LSA.Notwithstanding the preceding paragraph, if this agreement is terminated as a
result of the Consultants insolvency, administration, receivership, wilful
default or fraud, no additional amount will be payable and the Consultant
will only be entitled to receive payment for demobilisation and for Services
performed up to the date of termination.3.9
    
    In case any dispute or difference shall arise either during the progress of the
Services or after the termination of this Agreement, then the aggrieved party
shall give to the other, notice in writing setting out in full, the detailed
particulars of the dispute or difference, Upon receipt or issue of the notice,
the parties shall agree upon a date, time and venue for a conciliation meeting to
be held to discuss in detail the dispute or difference and may appoint such
further time as may be necessary for the continuation thereof. The parties shall
not be legally represented at the conciliation meeting but shall present in their
own manner, with the assistance of witnesses and documentary evidence, the
details of their respective cases. If at the conclusion of the conciliation
meeting the parties fail to resolve the dispute or difference, either party may
give to the other within fourteen (14) days, a notice stating that at the
expiration of 30 days, it will proceed to have the dispute or difference referred
to a court of competent jurisdiction and at the expiration therefore, but not
before, may so proceed.3.10
    
    Goods and Services Tax (GST)3.10.1
    
    DefinitionsWords or expressions used in this clause which are defined in the A New
Tax System (Goods and Services Tax) Act 1999 (Cth) and related imposition
Acts have the same meaning in this clause.3.10.2
    
    GST Exclusive Consideration
 a)
    
    Any consideration to be paid or provided for a supply made
under or in connection with the Contract, unless specifically
described in the Contract as GST inclusive, does not include an
amount on account of GST.b)
    
    Despite any other provision in the Contract, if a party
(Supplier) makes a supply under or in connection with the Contract on
which GST is imposed to any extent (not being a supply the consideration
for which is specifically described in the Contract as
GST inclusive):




---



##### Table of Contents



Page 6 I.
    
    The consideration payable or to be provided for that supply under the Contract
is increased by, and the recipient of the supply (Recipient) must also pay to the
Supplier, an amount equal to the GST payable by the Supplier on that supply;II.
    
    The amount by which the GST exclusive consideration is increased
must be paid to the Supplier by the Recipient at the same time as the GST
exclusive consideration is payable or to be provided; andIII.
    
    Notwithstanding any other provision of the Contract, the Recipient
is not required to pay any amount unless it has received a valid tax invoice (or
valid adjustment note) for that taxable supply.
 3.10.3
    
    ReimbursementsIf a payment to a party under the Contract is a reimbursement or indemnification,
calculated by reference to a loss, cost or expense incurred by that party, then the
payment must be reduced by the amount of any input tax credit to which that party is
entitled for that loss, cost or expense. That party is assumed to be entitled to a full
input tax credit unless it proves, before the date on which the payment must be made,
that its entitlement is otherwise.3.10.4
    
    Adjustment EventsIf, at any time, an adjustment event arises in respect of any supply made by a party
under the Contract, a corresponding adjustment must be made between the parties. Payments
to give effect to the adjustment must be made between the parties and the Supplier must
issue a valid adjustment note in relation to the adjustment event.3.10.5
    
    GST GroupIf a party is member of a GST group, references to GST which the party must pay and to
input tax credits to which the party is entitled, include GST which the representative
member of the GST group must pay and input tax credits to which the representative member
of the group is entitled.3.10.6
    
    No MergerThis clause does not merge on completion or termination of the Contract.




---



##### Table of Contents



Page 7 3.11
    
    Where two or more people comprise the Consultant the expression is
a reference to each of them severally as well as to any two or more of them
jointly and the obligations, agreements, representations, warranty
warranties and/or indemnities on their part in the Agreement to which they
are a party will bind each of them severally and any two or more of them
jointly.3.12
    
    Copyright and Intellectual Property
 a)
    
    LSA owns all Intellectual Property Rights in all New Material.b)
    
    The Consultant grants an irrevocable, non-exclusive,
royalty-free, perpetual licence to the Principal to use, reproduce and
copy the Existing Material for any purpose related to the Principals
interest in the project, including operation and maintenance.c)
    
    The Consultant must ensure that, in performing the
Services, it does not infringe the Intellectual Property Rights or
Moral Rights of any person.d)
    
    On completion of performance of the Services (or termination of
this Agreement), the Consultant must return to the Principal all New
Material (including any copies made) together with any documents and
materials which the Principal may have supplied in connection with the
Services.e)
    
    The Consultant owns all intellectual Property rights in all Existing Material.f)
    
    LSA grants to the Consultant a revocable, royalty free
licence to use the New Material for the purpose of performing the
Services.g)
    
    LSA warrants that it and the Consultant have the right to
use any intellectual Property that it provides to the Consultant.h)
    
    Notwithstanding any other clause in this Agreement the
Consultant may retain one copy of all New Material and other
documents and material supplied in connection with the Services for
the purpose of record keeping.
 3.13
    
    Confidentiality
 a)
    
    The Consultant must use Confidential Information for the
purpose of performing the Services and for no other purpose.b)
    
    The Consultant must keep confidential and not allow, make
or cause any public announcement or other disclosure of or in
relation to the Confidential Information or Work Documents without
the prior written consent of LSA, except to the extent that:
 (i)
    
    such disclosure is reasonably required to be made by the Consultant to
other
persons who have a bona fide need to have access thereto in connection with the
performance of the Services, and who are under an obligation of confidentiality to
LSA or the Consultant; or




---



##### Table of Contents



Page 10 
 3.20
    
    Special ConditionsThe Special Conditions in section 4.0 modify these General Terms and Conditions. To the
extent, if any, that they may be inconsistent with the General Terms and Conditions, the
Special Conditions shall take precedence.EXECUTIONThis agreement and the above documents set out the entire agreement between LSA and the
Consultant.Signed by a duly authorised representative of the Consultant:In the presence of (Witness)Signed by a duly authorised representative of LSA:In the presence (Witness)




---



##### Table of Contents



Page 11 
 
 4.0
    
    SPECIAL CONDITIONS4.1
    
    Design Related Obligations4.1.1
    
    GeneralThe Consultant must carry out the design Services in accordance with this Contract
(including the Drawings and Specifications).4.1.2
    
    Warranty and Standard of Care
 (a)
    
    The Consultant warrants that:
 (i)
    
    it has carefully examined LSAs Requirements, the Drawings and Specifications;(ii)
    
    to the extent it is able to verify as a competent engineer the
Design Documentation is adequate for LSAs Requirements; and(iii)
    
    it will make ongoing reasonable enquiries to ascertain LSAs requirements
in respect of the Services.
 Any acknowledgements, warranties, liabilities, responsibilities or obligations of the
Consultant shall be reduced to the extent that any Drawings, Specifications or other
documents provided to the Consultant by LSA which the Consultant incorporates into the
Design Documentation are unsuitable, inadequate or incomplete, except to the extent
that the Consultant using its Best Endeavours should have been aware of such
unsuitability, inadequacy or incompleteness.(b)
    
    The Consultant must carry out the design Services to Current Industry
Practice with the professional skill, care and diligence that would be expected of a
professional designer and Consultant experienced in projects or activities of a
similar nature to the Services.(c)
    
    The Consultant must ensure that the each member of the Design Team carries
out that part of the design Services for which that member of the Design Team is
responsible to the Consultant with the professional skill, care and diligence
expected of a designer experienced in projects or activities of a similar nature to
that part of the Services.
 4.1.3
    
    Preparation of Design Documentation
 (a)
    
    The Consultant must:
 (i)
    
    prepare all Design Documentation;(ii)
    
    ensure that the Design Documentation is prepared by
employees or Subconsultants with appropriate professional
qualifications;




---



##### Table of Contents



Page 12 (b)
    
    The Consultant must:
 (i)
    
    give LSA for its review 2 copies and subject to clause 4.1.3(g) an
electronic copy (in a format acceptable to LSA of:
 (A)
    
    all Design Documentation by the dates or within the
times set out in the Program; and(B)
    
    all changes to Design Documentation;
 (ii)
    
    if LSA gives the Consultant a written notice within the time
allowed for its review stating that the Design Documentation or any amended
Design Documentation submitted for its review does not comply with the Contract:
 (A)
    
    amend the Design Documentation so that it complies with the Contract;(B)
    
    promptly resubmit the amended Design Documentation to
LSA for its review; and(C)
    
    allow LSA sufficient time to review the amended
Design Documentation and to comment if necessary (but in any case, not
less than 5 Business Days must be allowed for the LSA to review and
comment on the amended Design Documentation).
 (c)
    
    Any change which the Consultant proposes to any Design Documentation
which has
been submitted for review must be promptly submitted to LSA with details of:
 (i)
    
    the proposed change; and(ii)
    
    the reasons for the proposed change, together with any other
information and supporting documentation LSA reasonably requires.
 (a)
    
    (i) Where the Consultant provides electronic copies of any Design
Documentation to LSA in an editable format, LSA agrees that it will indemnify and
hold harmless the Consultant (including the Consultants officers, employees,
contractors and representatives) from all claims, loss or damage to the extent
arising out of any amendments or alterations made by LSA or its affiliates or
assigns, or any other person who has obtained such Design Documentation via LSA
(including LSA and its affiliates and assigns officers, employees, contractors,
representatives and other consultants other than the Consultant) to such Design
Documentation.
 (ii)
    
    LSA acknowledges that prior to the Consultant providing electronic
copies of any Design Documentation to LSA in an editable format, the Consultant is
entitled to take necessary measures in order to safeguard any of the Consultants
Intellectual Property or confidential information.




---



##### Table of Contents



Page 13 (d)
    
    The Consultant shall be entitled to an extension of time in the event of
any delay beyond its reasonable control
 4.1.4
    
    DefinitionsLSAs Requirementsmeans:(a) the purposes for which the Consultant provides the Services; and(b) the performance and quality of the Services, as specified in this Agreement.Design Documentationmeans all documentation which the Consultant is required to
produce (including any produced by its subcontractors) in accordance with this Agreement
including plans, drawings, specifications, calculations, models, equipment, information
and other data stored by any means.Current Industry Practicemeans the practices, methods, specifications, standards of
safety, design, engineering, procurement, testing, commissioning and performance
(including standards relating to the operation and maintenance of the Works) and acts
which are generally engaged in or observed by international design, engineering, and
construction industries with respect to the design, engineering, procurement,
construction, testing, commissioning and delivery for commercial operation of facilities
similar to the Works consistent with the Law, Authority Approvals, reliability of the
Works safety and environmental protection.
 4.2
    
    Limitation of liability
 (a)
    
    For a period of 12 months after the Completion Date, LSA may, by notice to
the Consultant, call upon the Consultant to provide professional services free of
charge for completing any rectification of any omission or defect with regard to the
Services. The notice shall identify the omission or defect and state the date by
which the rectification work is to be completed. Where rectification work is to be
carried out it shall be done at times and in a manner which causes as little
inconvenience to LSA as is reasonably possible.(b)
    
    Costs associated with any direct contractors or manufacturers
mobilisation, equipment, material, labour, accommodation and all other items and
like things necessary to rectify the Consultants omission or defect referred to in
clause 4.2(a) shall be to LSAs account.(c)
    
    Notwithstanding any clause in this Agreement to the contrary, the
Consultants total aggregate liability to LSA for all matters, if any, which may
arise out of or in connection with the Services or dealings between the parties in
connection with this Agreement whether in contract, including quasi-contract; in
tort for negligence or otherwise; or otherwise at law (including statute) or in
equity, shall be limited (and LSA releases the Consultant of any liability extending
beyond those limits):
 (i)
    
    in respect of corrective action taken by the Consultant under clause
4.2(a), to the
provision of professional services to a maximum amount of the
total aggregate amount of the Consultants fees payable under this Agreement;(ii)
    
    in respect of claims for which the Consultant is indemnified
under the Public liability
insurance policy provided by the Consultant, to a maximum of;




---



##### Table of Contents



Page 14 (iii)
    
    in respect of claims for which the Consultant is indemnified under the Professional
Indemnity insurance policy provided by the Consultant, to a maximum of; and(iv)
    
    in respect of claims for which the Consultant would be entitled to indemnity under any other
insurance policy provided by the Consultant, to the limit of indemnity under that policy.
 (d)
    
    This Clause 4.2 will survive termination or expiry of this Agreement.




---



##### Table of Contents



Page 15 
 5.0
    
    SPECIFICATIONS5.1
    
    Project SpecificationsThe LSA specifications that form part of this Agreement are:
 
    
    Project Reference (LSA title as stated  Rev2)
    
    Engineering Design  General Requirements (LSA title as stated  Rev 00)
    
    Technical Scope of Work for Grinding and Oxidation facilities (LSA
title Engineering Design for Upgrade of Grinding and Oxidation Facilities.
Appendix 2/A-2 Technical Scope of Work Rev 01)
    
    Technical scope of work for Crushing and Conveying facilities (LSA
title Engineering Design for Crushing and Conveying facilities. Appendix 2/A-2
Technical Scope of Work Rev 01)
    
    Process Design Criteria (LSA title Process Design Criteria Appendix2/A-4 Rev B)
    
    Battery Limit review for FEED and Detailed Design of POX area.
    
    VARIATION ORDER  (LSA title stated as Appendix 3/A).
 These Specifications are contained in Appendix 2 of this Agreement.5.2
    
    Modifications to Project SpecificationsIn developing the budget that is identified in Section 6.0 of this Agreement, the
following amendments to the Project Specifications were agreed with LSA.5.2.1
    
    Key Milestones:These are superseded by the schedule as noted in Section 8.0 of this Agreement.5.2.2
    
    Reporting:These were amended to reflect the reporting requirements as outlined in Section 9.0 of
this Agreement.5.2.3
    
    Scope:The scope of works are amended or clarified as follows:
 
    
    3D modeling
 The services will be performed in 2D Microstation and 3D Block modeling will be
performed as a back drafting exercise.




---



##### Table of Contents



Page 16 
    
    Isometrics for major process linesIsometrics will be prepared for lines f100mm and above.
    
    Cable TrayDesign of structural supports will be provided for cable tray. Design and layout of
cable tray will be performed by others. No allowance has been made within the Budget
for the provision of drawings showing the running of cable tray.
    
    Geotechnical/MetallurgicalNo allowance has been made within the Budget for metallurgical and geotechnical test
work and surveys. Lycopodium will develop any additional work programs in
consultation with LSA.
    
    Shop DetailingNo allowance has been made within the Budget for the preparation of workshop
detailed drawings for structural steel or plate work.
    
    Native Drawings of existing facilities and from StudyThe Budget is based on the assumption that LSA will free issue all original CAD
files for the relevant areas of the Plant.
    
    PFD & P&ID MarkupsWithin the Budget, allowance has been made to mark up PFDs and P&IDs only, with
drafting by LSA.
    
    Instrument ListWithin the Budget, allowance has been made to produce the instrument list with
instrument data sheets by LSA.
    
    Change Management and ProcurementChange Management and Procurement Services as defined in Section 6.0 and 7.0 of
Engineering Design  General Requirements are excluded from the Budget, but where
requested by LSA are subject to the LSA DCN process.




---



##### Table of Contents



Page 17 
 6.0
    
    SCHEDULE OF RATES & BUDGET.6.1
    
    Schedule of RatesThe rates applicable for the provision of the services are contained in Appendix 1.6.2
    
    Services BudgetThe budget for the provision of the Services is detailed in Appendix 1. Table 6.2.1 below
provides a summary of the Budget.
 Table 6.2.1  Budget Summary (* exclusive of GST)
 Location
    
    Man-Hours
    
    
    AUD*BrisbanePerthManilaSubtotalExpensesTotal




---



##### Table of Contents



Page 18 
 7.0
    
    ORGANISATION STRUCTURE & CATEGORIES.7.1
    
    Organisation StructureThe consultants organisation structure proposed to undertake the services is outlined
in Figure 7.1.1 below:
 Figure 7.1.1 Organisation Structure




---



##### Table of Contents



Page 19 7.2
    
    CategoriesThe categories of key personnel engaged in the performing the services are listed below
in Table 7.2.1. A listing of Lycopodium staff and their categories that may be utilised
in providing the Services is provided in Appendix 1.
 Table 7.2.1  Key Personnel
 Name
    
    Billing Title
    
    MOPU-0011 Project PositionPrincipal Design Engineer  Process
    
    Technical ReviewSenior Consultant  Design
    
    Technical ReviewSenior Project Engineer
    
    Senior Project EngineerLead Design Engineer  Process
    
    Lead Process EngineerLead Design Engineer  Mechanical
    
    Design ManagerManager of Engineering
    
    Technical ReviewManager of Process
    
    Technical ReviewDrawing Office Manager
    
    Drawing Office ManagerLead Design Engineer  Process
    
    Lead Process EngineerPrincipal Design Engineer  Mechanical
    
    Design ManagerSenior Consultant
    
    Project SponsorLead Design Engineer  Mechanical
    
    Lead Mechanical EngineerSenior Project Manager
    
    Engineering Services ManagerPrincipal Design Engineer  Civil / Structural
    
    Principal Civil/Structural EngineerPrincipal Design Engineer  Civil / Structural
    
    Lead Civil / Structural Engineer




---



##### Table of Contents



Page 20 
 8.0
    
    PROJECT SCHEDULE.8.1
    
    Key datesKey dates are contained in the Project Schedule with commencement and anticipated
completion dates as follows:Commencement: 10th September 2008Anticipated Completion: 4th November 20098.2
    
    Key Assumptions:
 §
    
    Required turnaround time for approval of drawings, specifications and
other technical information is assumed to be five working days.§
    
    The Project schedule does not allow for potential delays that could be
experienced through test work or lack of vendor data.§
    
    It is assumed that by week 6, LSA will provide a FEED package for the
Autoclave that will allow the Consultant to proceed with the FEED activities for the
POX area.
 8.3
    
    Project ScheduleThe project schedule is as provided in Appendix 3.




---



##### Table of Contents



Page 21 
 9.0
    
    PROJECT REPORTING.
 The following modifications were agreed with respect to project reporting.Project reporting would essentially follow the Consultants reporting methods with examples
provided in Appendix 4.
 §
    
    Actual & Forecast Manning Plan§
    
    Chart  budget vs. Actual vs. Forecast & Cost§
    
    Drafting  Design Hour Summary by Contract Package§
    
    Monthly Report§
    
    Tax Invoice




---



##### Table of Contents



Page 22 
 10.0
    
    PROJECT DOCUMENTATION.
 The following documents form the basis of the information supplied by LSA against which
the Services budget estimate was developed.10.1
    
    DocumentsThe Project Specifications noted in section 5.1.10.2
    
    DrawingsThe drawings listed in Appendix 5.




---



##### Table of Contents



APPENDIX 1
 BUDGET DETAILS
 CONTENTS
 §
    

    SCHEDULE OF RATES BRISBANE§
    
    SCHEDULE OR RATES MANILA§
    
    BUDGET PER FUNCTIONAL AREA (MANNING PLAN)§
    
    BUDGET§
    
    STAFF CATEGORIES




---



##### Table of Contents



Lycopodium Engineering
 COMMERCIAL TERMS FOR
PROFESSIONAL SERVICES
1 June 2008
 1.0 Reimbursable Services
   
    
    Salaries and wages.
    
    Payroll tax, workers compensation insurance and superannuation.
    
    Stationery and drawing paper, excluding photocopying and any other paperwork printed
specifically for the project.
    
    Computer and CAD hardware/software (while in office).
    
    Company overheads and profit.
    
    Income or profit tax.
  Table 1
 Rate A$/hTechnical ServicesTechnical DirectorSenior ConsultantTechnical WriterStudy ManagerManager of ProcessManager of StudiesManager of EngineeringDesign Manager (Electrical and Mechanical)Engineering CoordinatorPrincipal Design EngineerLead Design EngineerSenior Design EngineerDesign EngineerGraduate EngineerDrawing Office ManagerDrawing Office CoordinatorPrincipal DesignerLead Draftsperson / Area Leader / CheckerSenior DraftsmanDraftspersonTracer / CAD OperatorDocument Control ManagerLead Document ControllerDocument ControllerProject ManagementManager of ProjectsProject DirectorSenior Project ManagerProject ManagerLead Project EngineerSenior Project EngineerProject EngineerTechnical ClerkSecretarial / WPTravel Co-ordinatorClerical AssistantEstimatingEstimating ManagerLead EstimatorSenior EstimatorEstimatorCosting EngineerProject ControlsProject Controls ManagerCommercial ManagerLead Project Controls EngineerSenior Project Controls EngineerProject Controls EngineerProject/ Engineering Controls OfficerPrincipal PlannerLead PlannerSenior PlannerPlannerProject ServicesProject Services ManagerProcurement ManagerLead Procurement OfficerSenior Procurement OfficerProcurement OfficerContracts ManagementContracts ManagerGeneral CounselLegal CounselLead Contracts EngineerSenior Contracts EngineerContracts EngineerContracts AdministratorContracts OfficerMaterials ManagementMaterials ManagerTransport / Logistics CoordinatorSenior Inspector / ExpeditorInspector/ExpeditorQualityQuality ManagerQuality OfficerProject Accounting / AdministrationLead Project AccountantProject Accountant / AccountantAssistant AccountantProject Cost ControllerHuman ResourcesHR ManagerHR AdvisorITChief Information OfficerIT OfficerCAD IT CoordinatorSoftware EngineerProgrammer
 Terms_Rev E - 1 June 2008
    
    Page 1 of 2




---



##### Table of Contents



Lycopodium Engineering
 COMMERCIAL TERMS FOR
PROFESSIONAL SERVICES
1 June 2008
 Table 1 (continued)
 Rate A$/hConstruction ServicesManager of ConstructionSite Project ManagerCommissioning ManagerConstruction ManagerConstruction Superintendent (all disciplines)Site Supervisor (all disciplines)Chief SurveyorQuantity SurveyorHSE ManagerHSE AdvisorEnvironmental OfficerHR / IR AdvisorSite Administration ManagerSite AdministratorSite SecretarySite Clerk
 2.0 Reimbursable Costs
 2.1 Internal Costs
  
    
    All local courier services, postage, telephone calls and facsimile calls.
    
    Internal photocopying and printing.
    
    CDs.
  
    
    Mobile telephone calls.
    
    Non-local courier services, postage, telephone calls and facsimile
calls.
    
    Travel allowance for any staff member using a personal or company
vehicle for the purposes of providing part of the
services, at the rate of.
    
    Lap tops at per day (when out of office).
    
    Hire cars, airline travel, (over 5 hours
business class), taxis, meals and
accommodation.
    
    External photocopying and printing.
 2.2 External Services
  
    
    Metallurgical testwork.
    
    Subconsultants.
    
    Specialist consultants.
    
    Purchase of equipment or materials on behalf of clients.
 3.0 Goods and Services Tax (GST)
  4.0 Terms of Trading
  5.0 Government Imposts
  6.0 Validity
  Terms_Rev E - 1 June 2008
    
    Page 2 of 2




---



##### Table of Contents



Lycopodium Engineering
 COMMERCIAL TERMS FOR
PROFESSIONAL SERVICES
1 June 2008
 1.0 Reimbursable Services
   
    
    Salaries and wages.
    
    Payroll burdens.
    
    Stationery and drawing paper, excluding photocopying and any other paperwork printed
specifically for the project.
    
    Computer and CAD hardware/software (while in office).
    
    Company overheads and profit.
    
    Income or profit tax.
  Table 1
 Rate A$/hTechnical ServicesLead Design EngineerSenior Design EngineerDesign EngineerEngineer CoordinatorPrincipal DesignerLead Draftsperson / Area Leader / CheckerSenior DraftspersonDraftspersonJunior Draftsperson / TracerLead Document ControllerDocument ControllerProject ManagementSenior Project EngineerProject EngineerTechnical Clerk / Clerical AssistantSecretarial / WPEstimatingLead EstimatorSenior EstimatorEstimatorQuantity SurveyorProject ControlsLead Project Controls EngineerSenior Project Controls EngineerProject Controls EngineerSenior PlannerPlannerProject ServicesLead Procurement OfficerSenior Procurement OfficerProcurement OfficerContracts ManagementLead Contracts EngineerSenior Contracts EngineerContracts EngineerContracts Administrator / OfficerMaterials ManagementTransport / Logistics CoordinatorInspector /ExpeditorConstruction ServicesConstruction Superintendent (all disciplines)Site Supervisor (all disciplines)HSE AdvisorEnvironmental OfficerSite Administration ManagerSite AdministratorSite SecretarySite Clerk
 2.0 Reimbursable Costs
 2.1 Internal Costs
  
    
    All local courier services, postage, telephone calls and facsimile calls.
    
    Internal photocopying and printing.
    
    CDs.
  
    
    Mobile telephone calls.
    
    Non-local courier services, postage, telephone calls and facsimile calls.
    
    Hire cars, airline travel, taxis, meals and accommodation.
    
    External photocopying and printing.
 2.2 External Services
  
    
    Metallurgical testwork.
    
    Subconsultants.
    
    Specialist consultants.
    
    Purchase of equipment or materials on behalf of clients.
 3.0 Goods and Services Tax (GST)
  4.0 Terms of Trading
  5.0 Government Imposts
  6.0 Validity
  Commercial Terms_Rev D - 1 June 2008
    
    Page 1 of 1




---



##### Table of Contents



Lycopodium Engineering
(LOGO)
    
    (LOGO)
  Project:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011 - Design Services for Crushing, Conveying, Reclaim, Grinding,
Thickening, Pre-Ox and Oxidation Areas
    
    Revision:
    
    0Client:
    
    Lihir Services Australia Pty Ltd
    
    Rev Date:
    
    11/09/08Location:
    
    Lihir Island, PNG
    
    Job Number
    
    3024
 item
    
    AreaNo.
    
    Hours
    
    Hours
    
    
    
    
    
    
    
    
    
    Total
    
    TotalTask List
    
    Off
    
    Each
    
    Total
    
    Disc
    
    Category
    
    Rate
    
    $
    
    $
    
    RevLABOURProject Kick-Oil & Option StudiesKick-Off Meeting and Site VisitProject Management
    
    
    1
    
    
    
    60
    
    
    
    60
    
    
    General
    
    Engineering ManagerConstruction
    
    
    1
    
    
    
    60
    
    
    
    60
    
    
    General
    
    Manager of ConstructionProcess
    
    
    1
    
    
    
    60
    
    
    
    60
    
    
    Process
    
    Lead Design EngineerMechanical
    
    
    1
    
    
    
    60
    
    
    
    60
    
    
    Mechanical
    
    Principal Design EngineerCivil
    
    
    1
    
    
    
    60
    
    
    
    60
    
    
    Civil/Struct
    
    Lead Design EngineerMOPU-0011 Facilities 1341, 1342, 1343, 1348, 1391, 1410Engineering Management
    
    
    1
    
    
    
    60
    
    
    
    60
    
    
    General
    
    Design ManagerProcess
    
    
    1
    
    
    
    60
    
    
    
    60
    
    
    Process
    
    Principal Process EngineerProcess
    
    
    1
    
    
    
    60
    
    
    
    60
    
    
    Process
    
    Lead Design EngineerOption StudiesStudy Management
    
    
    10
    
    
    
    40
    
    
    
    400
    
    
    General
    
    Engineering ManagerStudy Administration
    
    
    9
    
    
    
    40
    
    
    
    360
    
    
    General
    
    Secretary / WPReview Feasibility Study Information (Process)
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Process
    
    Lead Design EngineerReview Feasibility Study Information (Mech)
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Mechanical
    
    Principal Design EngineerReview Feasibility Study Information (Civil)
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil/Struct
    
    Lead Design EngineerCrushing OptionsPrepare Crusher Options (Process)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Process
    
    Lead Design EngineerPrepare Crusher Options (Mech)
    
    
    1
    
    
    
    160
    
    
    
    160
    
    
    Mechanical
    
    Principal Design EngineerDetail Crusher Options & Budget Pricing (Mech)
    
    
    1
    
    
    
    120
    
    
    
    160
    
    
    Mechanical
    
    Design EngineerPrepare Crusher Options (Civil)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Lead Design EngineerPrepare Crusher Layouts
    
    
    1
    
    
    
    160
    
    
    
    160
    
    
    General
    
    Lead Draftsperson / CheckerPrepare Crusher Estimates
    
    
    1
    
    
    
    60
    
    
    
    60
    
    
    General
    
    Lead EstimatorTechnical Review - Crusher Options
    
    
    3
    
    
    
    4
    
    
    
    12
    
    
    General
    
    Senior ConsultantROM OptionsPrepare ROM Options (Mech)
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Mechanical
    
    Principal Design EngineerPrepare ROM Options (Mech)
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Mechanical
    
    Design EngineerPrepare ROM Options (Civil)
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil/Struct
    
    Lead Design EngineerPrepare ROM Layouts
    
    
    1
    
    
    
    160
    
    
    
    160
    
    
    General
    
    Lead Draftsperson / CheckerTechnical Review - ROM Options
    
    
    3
    
    
    
    4
    
    
    
    12
    
    
    General
    
    Senior ConsultantPebble Crushing / Ball Loading OptionsReview Existing Circuit & Develop Options (Process)
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Process
    
    Lead Design EngineerReview Existing Circuit & Develop Options (Mech)
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Mechanical
    
    Principal Design EngineerPrepare Pebble Circuit Layouts
    
    
    1
    
    
    
    160
    
    
    
    160
    
    
    General
    
    Lead Draftsperson / CheckerTechnical Review - Pebble Circuit Options
    
    
    3
    
    
    
    4
    
    
    
    12
    
    
    General
    
    Senior ConsultantSub Total (Option Studies)
    
    
    
    
    
    
    
    
    
    
    3016ProcessProcess Design Criteria
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Process
    
    Lead Design EngineerMass Balance
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Process
    
    Lead Design EngineerFlowsheet Development
    
    
    
    
    
    
    
    
    
    
    
    
    
    ProcessHard Ore Crushing
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerSoft Ore Crushing
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerConveying / Stockpile
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerHGO Reclaim
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerFGO Reclaim
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerGrinding
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerPebble Crushing
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerP&ID Development
    
    
    14
    
    
    
    
    
    
    
    
    
    
    ProcessHard Ore Crushing Sheet 1
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Senior Design EngineerHard Ore Crushing Sheet 2
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Senior Design EngineerSoft Ore Crushing Sheet 1
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Senior Design EngineerSoft Ore Crushing Sheet 2
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Senior Design EngineerConveying / Stockpile
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Senior Design EngineerHGO Reclaim
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Senior Design EngineerFGO Reclaim
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Senior Design EngineerSAG Mill
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Senior Design EngineerBall Mill
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Senior Design EngineerClassification
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Senior Design EngineerScreening & Transfer Pumps
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Senior Design EngineerExisting Mill Transfer Pumps
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Senior Design EngineerPebble Crushing Sheet 1
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Senior Design EngineerPebble Crushing Sheet 2
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Senior Design EngineerProcess Calculations
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Process
    
    Lead Design EngineerControl Philosophy
    
    
    
    
    
    
    
    
    
    
    
    
    
    ProcessCrushing & Conveying
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Process
    
    Senior Design EngineerHGO Reclaim
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Process
    
    Senior Design EngineerFGO Reclaim
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Process
    
    Senior Design EngineerGrinding
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Process
    
    Senior Design EngineerPebble Crushing
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Process
    
    Senior Design EngineerEquipment Data Sheet Review
    
    
    50
    
    
    
    2
    
    
    
    100
    
    
    Process
    
    Lead Design EngineerAttend HAZOP
    
    
    2
    
    
    
    40
    
    
    
    80
    
    
    Process
    
    Lead Design EngineerProject Meetings
    
    
    30
    
    
    
    2
    
    
    
    60
    
    
    Process
    
    Lead Design EngineerClient Meetings
    
    
    15
    
    
    
    2
    
    
    
    30
    
    
    Process
    
    Lead Design EngineerDesign Overview
    
    
    1
    
    
    
    60
    
    
    
    60
    
    
    Process
    
    Principal Design EngineerDevelop Commissioning Plan
    
    
    1
    
    
    
    160
    
    
    
    160
    
    
    Process
    
    Lead Design EngineerInput into Design Report
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Process
    
    Lead Design EngineerPebble Crushing - Process Calculations & Modelling
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Process
    
    Lead Design EngineerPebble Crushing - Testwork Review
    
    
    1
    
    
    
    15
    
    
    
    16
    
    
    Process
    
    Lead Design EngineerPebble Crushing - Equipment Data Sheet Review
    
    
    5
    
    
    
    2
    
    
    
    10
    
    
    Process
    
    Lead Design EngineerProcessMOPU-0011 Facilities 1341, 1342, 1343, 1348, 1391, 1410
    
    
    
    
    
    
    
    
    
    
    
    
    
    ProcessProcess Design Criteria
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Process
    
    Lead Design EngineerClass Balance Major
    
    
    1
    
    
    
    110
    
    
    
    110
    
    
    Process
    
    Lead Design EngineerClass Balance Minor
    
    
    1
    
    
    
    90
    
    
    
    90
    
    
    Process
    
    Design EngineerFlowsheet Development
    
    
    
    
    
    
    
    
    
    
    
    
    
    ProcessThickening
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerPre-Ox
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerPOX
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design Engineer
 Page  1 of 18




---



##### Table of Contents



Lycopodium Engineering
(LOGO)
    
    (LOGO)
  Project:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011 - Design Services for Crushing, Conveying, Reclaim, Grinding,Thickening, Pre-Ox and Oxidation Areas
    
    Revision:
    
    0Client:
    
    Lihir Services Australia Pty Ltd
    
    Rev Date:
    
    11/09/08Location:
    
    Lihir Island, PNG
    
    Job Number:
    
    3024
 Item
    
    AreaNO.
    
    Hours
    
    Hours
    
    
    
    
    
    
    
    
    
    Total
    
    TotalTask List
    
    Off
    
    Each
    
    Total
    
    Disc
    
    Category
    
    Rate
    
    $
    
    $
    
    RevPOX Services
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerP&ID Development (By Areas)
    
    
    12
    
    
    
    
    
    
    
    
    
    
    ProcessThickening 1
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerThickening 2
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerPre-OX
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerHP Feed
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerAutoclave
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerFlash Train 1
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerFlash Train 2
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerSlurry Disposal 1
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Design EngineerSlurry Disposal 2
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Design EngineerSeal Water 1
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Lead Design EngineerServices 1
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Design EngineerServices 2
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Process
    
    Design EngineerProcess Calculations
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Process
    
    Lead Design EngineerProcess Calculations
    
    
    1
    
    
    
    60
    
    
    
    60
    
    
    Process
    
    Design EngineerControl Philosophy
    
    
    
    
    
    
    
    
    
    
    
    
    
    ProcessThickening
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Process
    
    Senior Design EngineerPre-OX
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Process
    
    Senior Design EngineerPOX  Review
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Process
    
    Senior Design EngineerEquipment Data Sheet Review
    
    
    15
    
    
    
    2
    
    
    
    30
    
    
    Process
    
    Lead Design EngineerAttend HAZOP
    
    
    2
    
    
    
    40
    
    
    
    80
    
    
    Process
    
    Lead Design EngineerProject Meetings
    
    
    30
    
    
    
    2
    
    
    
    60
    
    
    Process
    
    Lead Design EngineerClient Meetings
    
    
    10
    
    
    
    2
    
    
    
    20
    
    
    Process
    
    Lead Design EngineerDesign Overview
    
    
    1
    
    
    
    200
    
    
    
    200
    
    
    Process
    
    Principal Design EngineerProcess Design Controls
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    General
    
    Design ManagerProcess Technical Overview
    
    
    1
    
    
    
    250
    
    
    
    250
    
    
    General
    
    'Senior ConsultantDevelop Commissioning Plan
    
    
    1
    
    
    
    160
    
    
    
    160
    
    
    Process
    
    Senior Design EngineerInput into Design Report
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Process
    
    Senior Design EngineerSub Total (Process)
    
    
    
    
    
    
    
    
    
    
    3228Mechanical/PipingDevelop Quantity Take-offs
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Mechanical
    
    Senior Design EngineerEngineering Specifications
    
    
    8
    
    
    
    4
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerMechanical Design Criteria
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Principal Design EngineerTechnical Spec / Datasheet Preparation
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalCrushing, Conveying&Reclaim
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalApron Feeders
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Senior Design EngineerGyratory Crusher
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Principal Design EngineerRock Breaker
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Senior Design EngineerSizer
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Principal Design EngineerDust Scrubber
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Principal Design EngineerSlurry and Sump Pumps
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Senior Design EngineerConveyor Drives
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerConveyor Mechanical Components
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerTramp Magnet
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerBelt Weightometer
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerVentilation Fans
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerWater Pumps
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerCompressed Air Systems
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerFirewater Pump
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerRadial Stacker
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Design EngineerBelt Weightometer
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerFire Fighting Equipment
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Design EngineerSafety Showers
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Mechanical
    
    Design EngineerControl Valves
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerManual Valves
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerPiping Specials
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerRL Pipe Spools
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Mechanical
    
    Senior Design EngineerPlatework &Tanks
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerInstruments
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Mechanical
    
    Senior Design EngineerRadiation Gauges (level)
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerCrusher Installation
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Mechanical
    
    Principal Design EngineerSMP Installation
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Mechanical
    
    Principal Design EngineerGrinding
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalMills (by LGL)
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalCyclone Cluster
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerLinear Screen
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerStatic Screen
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerSampler
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerSlurry and Sump Pumps
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Senior Design EngineerAir Systems + Reciever
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerOverhead Travelling Crane and Hoists
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerConveyor Drives
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerConveyor Mechanical Components
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerVibrating Feeders
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerSafety Showers
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Mechanical
    
    Design EngineerControl Valves
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerManual Valves
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerPiping Specials
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerRL Pipe Spools
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerPlatework & Tanks
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerDensity Gauges
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerFlow Meters
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerInstruments
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Mechanical
    
    Senior Design EngineerMill Installation
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Mechanical
    
    Principal Design EngineerSMP Installation
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Mechanical
    
    Principal Design EngineerPebble Crushers
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalPebble Crushers
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Senior Design EngineerMagnets
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerTrommel Magnet
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerConveyor Drives and Components
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Senior Design EngineerVibrating Feeders
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerBid Technical Evaluations
    
    
    
    
    
    
    
    
    
    
    
    
    
    Mechanical
 Page  2 of 18




---



##### Table of Contents



Lycopodium Engineering
(LOGO)
    
    (LOGO)
  Project:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011  Design Services for Crushing, Conveying, Reclaim, Grinding,
Thickening, Pre-Ox and Oxidation Areas
    
    Revision:
    
    0Client:
    
    Lihir Services Australia Pty Ltd
    
    Rev Date:
    
    11/09/08Location:
    
    Lihir Island, PNG
    
    Job Number:
    
    3024
 Item
    
    AreaNo.
    
    Hours
    
    Hours
    
    
    
    
    
    
    
    
    
    Total
    
    TotalTask List
    
    Off
    
    Each
    
    Total
    
    Disc
    
    Category
    
    Rate
    
    $
    
    $
    
    RevCrushing, Conveying & Reclaim
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalApron Feeders
    
    
    1
    
    
    
    48
    
    
    
    48
    
    
    Mechanical
    
    Senior Design EngineerGyratory Crusher
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Mechanical
    
    Principal Design EngineerRock Breaker
    
    
    1
    
    
    
    48
    
    
    
    48
    
    
    Mechanical
    
    Senior Design EngineerSizer
    
    
    1
    
    
    
    48
    
    
    
    48
    
    
    Mechanical
    
    Principal Design EngineerDust Scrubber
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Principal Design EngineerSlurry and Sump Pumps
    
    
    1
    
    
    
    48
    
    
    
    48
    
    
    Mechanical
    
    Senior Design EngineerConveyor Drives
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerConveyor Mechanical Components
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerTramp Magnet
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerBelt Weightometer
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerVentilation Fans
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerWater Pumps
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerCompressed Air Systems
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Design EngineerFirewater Pump
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Design EngineerRadial Stacker
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Mechanical
    
    Senior Design EngineerBelt Weightometer
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Design EngineerFire Fighting Equipment
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Design EngineerSafety Showers
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerControl Valves
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerManual Valves
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerPiping Specials
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Design EngineerRL Pipe Spools
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerPlatework & Tanks
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerInstruments
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Design EngineerRadiation Gauges (level)
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerCrusher Installation (not in scope)
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalSMP Installation (not in scope)
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalGrinding
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalMills (by LGL)
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalCyclone Cluster
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerLinear Screen
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerStatic Screen
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerSampler
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerSlurry and Sump Pumps
    
    
    1
    
    
    
    48
    
    
    
    48
    
    
    Mechanical
    
    Senior Design EngineerAir Systems + Reciever
    
    
    1
    
    
    
    18
    
    
    
    16
    
    
    Mechanical
    
    Design EngineerOverhead Travelling Crane and Hoists
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerConveyor Drives
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerConveyor Mechanical Components
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerVibrating Feeders
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerSafety Showers
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerControl Valves
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerManual Valves
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerPiping Specials
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Design EngineerRL Pipe Spools
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerPlatework & Tanks
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerDensity Gauges
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerFlow Meters
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerInstruments
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Design EngineerMill Installation (not in scope)
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalSMP Installation (not in scope)
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalPebble Crushers
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalPebble Crushers
    
    
    1
    
    
    
    48
    
    
    
    48
    
    
    Mechanical
    
    Senior Design EngineerMagnets
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerTrommel Magnet
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerConveyor Drives and Components
    
    
    1
    
    
    
    48
    
    
    
    48
    
    
    Mechanical
    
    Senior Design EngineerVibrating Feeders
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerCalculations
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalCrushing, Conveying & Reclaim
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalApron Feeders
    
    
    5
    
    
    
    16
    
    
    
    80
    
    
    Mechanical
    
    Senior Design EngineerCrusher checks
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Principal Design EngineerPreliminary Conveyor Design
    
    
    10
    
    
    
    24
    
    
    
    240
    
    
    Mechanical
    
    Principal Design EngineerFinal Conveyor Design
    
    
    10
    
    
    
    12
    
    
    
    120
    
    
    Mechanical
    
    Principal Design EngineerSlurry Pump
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Mechanical
    
    Senior Design EngineerSump Pumps
    
    
    8
    
    
    
    4
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerProcess Water Pump
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerFire Water Pump and System
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Senior Design EngineerReclaim Fire Protection System
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Senior Design EngineerPreliminary Radial Stacker Calcs
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Principal Design EngineerDust Collection System
    
    
    2
    
    
    
    40
    
    
    
    80
    
    
    Mechanical
    
    Principal Design EngineerCompressed Air System
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerAir Ventilation
    
    
    2
    
    
    
    16
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerGrinding
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalMill Speed/Drive Calcs
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Principal Design EngineerCyclone Feed Pumps
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerCyclone OF Transfer Pumps
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerSump Pumps
    
    
    2
    
    
    
    8
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerLaunder Calcs
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Senior Design EngineerPlatework Design
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerCompressed Air System
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerRelining Machine  Check Compatibility
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerPebble Crushing
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalPreliminary Conveyor Design
    
    
    4
    
    
    
    24
    
    
    
    96
    
    
    Mechanical
    
    Principal Design EngineerFinal Conveyor Design
    
    
    4
    
    
    
    12
    
    
    
    46
    
    
    Mechanical
    
    Principal Design EngineerPlatework Design
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Design EngineerPneumatic Circuits
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerVibrating Feeder Calcs
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerMechanical Design Check
    
    
    0.25
    
    
    
    456
    
    
    
    114
    
    
    Mechanical
    
    Senior Design EngineerP&ID Development
    
    
    14
    
    
    
    4
    
    
    
    56
    
    
    Mechanical
    
    Senior Design EngineerEquipment List
    
    
    1
    
    
    
    160
    
    
    
    160
    
    
    Mechanical
    
    Design EngineerPipeline List
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalCrushing & Reclaim
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Design EngineerGrinding
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Design EngineerPebble Crushers
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Design EngineerValve Schedule
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalCrushing & Reclaim
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Design Engineer
 Page  3 of 18




---



##### Table of Contents



Lycopodium Engineering
(LOGO)
    
    (LOGO)
  Project:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011  Design Services for Crushing, Conveying, Reclaim, Grinding,
Thickening, Pre-Ox and Oxidation Areas
    
    Revision:
    
    0Client:
    
    Lihir Services Australia Pty Ltd
    
    Rev Date:
    
    11/09/08Location:
    
    Lihir Island, PNG
    
    Job Number:
    
    3024
 Item
    
    AreaNo.
    
    Hours
    
    Hours
    
    
    
    
    
    
    
    
    
    Total
    
    TotalTask List
    
    Off
    
    Each
    
    Total
    
    Disc
    
    Category
    
    Rate
    
    $
    
    $
    
    RevGrinding
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Design EngineerPebble Crushers
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Design EngineerTie-in Schedule
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalCrushing
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Design EngineerReclaim
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Design EngineerGrinding
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Design EngineerPebble Crushers
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Design EngineerLiason with Electrical Engineer
    
    
    24
    
    
    
    8
    
    
    
    192
    
    
    Mechanical
    
    Senior Design EngineerLiason with Other Design Engineers for Interfaces
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Mechanical
    
    Senior Design EngineerGeneral Arrangement Input
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalCrushing
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Mechanical
    
    Principal Design EngineerReclaim
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Mechanical
    
    Principal Design EngineerGrinding
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Mechanical
    
    Principal Design EngineerPebble Crushers
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Mechanical
    
    Principal Design EngineerDrafting Assistance
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalMechanical Design Drawings
    
    
    151
    
    
    
    2
    
    
    
    302
    
    
    Mechanical
    
    Senior Design EngineerPiping Layouts
    
    
    70
    
    
    
    2
    
    
    
    140
    
    
    Mechanical
    
    Senior Design EngineerSigning /Checking
    
    
    221
    
    
    
    0.5
    
    
    
    111
    
    
    Mechanical
    
    Senior Design EngineerVendor Drawing Review
    
    
    49
    
    
    
    6
    
    
    
    294
    
    
    Mechanical
    
    Principal Design EngineerVendor Manual Review
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    
    MechanicalDesign Review
    
    
    4
    
    
    
    8
    
    
    
    32
    
    
    Mechanical
    
    Principal Design EngineerAttend HAZOP
    
    
    2
    
    
    
    40
    
    
    
    80
    
    
    Mechanical
    
    Principal Design EngineerConstruction Support
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    
    MechanicalCommissioning Support
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    
    MechanicalProject Meetings
    
    
    40
    
    
    
    2
    
    
    
    80
    
    
    Mechanical
    
    Principal Design EngineerClient Meetings
    
    
    20
    
    
    
    2
    
    
    
    40
    
    
    Mechanical
    
    Principal Design EngineerSite Visits
    
    
    1
    
    
    
    70
    
    
    
    70
    
    
    Mechanical
    
    Principal Design EngineerSite Visits to Review As-Constructed P&IDs
    
    
    1
    
    
    
    140
    
    
    
    140
    
    
    Mechanical
    
    Design EngineerSite Visit (for tie-ins)
    
    
    1
    
    
    
    70
    
    
    
    70
    
    
    Mechanical
    
    Design EngineerCommissioning Planning
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Mechanical
    
    Senior Design EngineerMOPU-0011 Facilities 1341, 1342, 1343, 1348, 1391, 1410
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalDevelop Quantity Take-offs
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Mechanical
    
    Senior Design EngineerEngineering Specifications
    
    
    8
    
    
    
    1
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerMechanical Design Criteria
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    General
    
    Design EngineerTechnical Spec / Datasheet Preparation
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalThickening
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalThickeners
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Mechanical
    
    Senior Design EngineerSlurry and Sump Pumps
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Mechanical
    
    Senior Design EngineerGland Water Pumps
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Principal Design EngineerWater Pumps
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Principal Design EngineerCompressed Air Equipment
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Mechanical
    
    Design EngineerSafety Showers
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Mechanical
    
    Design EngineerControl Valves
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerManual Valves
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerPiping Specials
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Mechanical
    
    Design EngineerRL Pipe Spools
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Mechanical
    
    Senior Design EngineerPlatework & Tanks
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Mechanical
    
    Senior Design EngineerInstruments
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Mechanical
    
    Senior Design EngineerRadiation Gauges (Density)
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerThickening Installation
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Mechanical
    
    Principal Design EngineerSMP Installation
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Mechanical
    
    Principal Design EngineerPre-OX
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalAgitators
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerSlurry and Sump Pumps
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerGland Water Pumps
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Principal Design EngineerSamplers
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerSafety Showers
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Mechanical
    
    Design EngineerControl Valves
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerManual Valves
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerPiping Specials
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerRL Pipe Spools
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerPlatework &Tanks
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Mechanical
    
    Senior Design EngineerInstruments
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerSite Tankage Installation
    
    
    
    
    
    
    4
    
    
    
    4
    
    
    Mechanical
    
    Principal Design EngineerSMP Installation
    
    
    
    
    
    
    12
    
    
    
    12
    
    
    Mechanical
    
    Principal Design EngineerPOX
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalAutoclave incl lining and brick
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    
    MechanicalAutoclave Agitators
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    
    MechanicalHeat Exchangers
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Lead Design EngineerHP Slurry Pumps
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Lead Design EngineerSlurry and Sump Pumps
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Mechanical
    
    Lead Design EngineerHP Water Pumps
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Mechanical
    
    Lead Design EngineerWater Pumps
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Mechanical
    
    Lead Design EngineerHP Slurry Valves
    
    
    1
    
    
    
    18
    
    
    
    18
    
    
    Mechanical
    
    Lead Design EngineerFlash Scrubber
    
    
    1
    
    
    
    18
    
    
    
    18
    
    
    Mechanical
    
    Lead Design EngineerCompressed Air Equipment
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerSlurry Filters
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerSlurry Agitators
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerSafety Showers
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Mechanical
    
    Design EngineerControl Valves
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerManual Valves
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerPiping Specials
    
    
    1
    
    
    
    6
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerExotic Material Pipe Spools
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerRL Pipe Spools
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Mechanical
    
    Senior Design EngineerPlatework & Tanks
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerInstruments
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Senior Design EngineerAutoclave & Vessels Installation
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Mechanical
    
    Principal Design EngineerSMP Installation
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Mechanical
    
    Principal Design EngineerBid Technical Evaluations
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalThickening
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalThickeners
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Lead Design EngineerSlurry and Sump Pumps
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Lead Design EngineerGland Water Pumps
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Principal Design EngineerWater Pumps
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Principal Design Engineer
 Page  4 of 18




---



##### Table of Contents



Lycopodium Engineering(IMAGE)
    
    (LYCOPODIUM ENGINEERING LOGO)
  Project:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011  Design Services for Crushing,
Conveying, Reclaim, Grinding,Thickening, Pre-Ox and Oxidation Areas
    
    Revision:
    
    
    0Client:
    
    Lihir Services Australia Pty Ltd
    
    Rev Date:
    
    
    11/09/08Location:
    
    Lihir Island. PNG
    
    Job Number:
    
    
    3024
 Item
    
    
    AreaNo.
    
    
    Hours
    
    
    Hours
    
    
    
    
    
    
    
    
    
    
    Total
    
    
    TotalTask List
    
    Off
    
    
    Each
    
    
    Total
    
    
    Disc
    
    Category
    
    Rate
    
    
    $
    
    
    $
    
    
    RevCompressed Air Equipment
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerSafety Showers
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerControl Valves
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerManual Valves
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerPiping Specials
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerRL Pipe Spools
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerPlalework & Tanks
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerInstruments
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerRadiation Gauges (Density)
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerThickening Installation
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Principal Design EngineerSMP Installation
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Principal Design EngineerPre-OX
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalAgitators
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Lead Design EngineerSlurry and Sump Pumps
    
    
    1
    
    
    
    16
    
    
    
    18
    
    
    Mechanical
    
    Senior Design EngineerGland Water Pumps
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Principal Design EngineerSamplers
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Design EngineerSafety Showers
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerControl Valves
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Lead Design EngineerManual Valves
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Lead Design EngineerPiping Specials
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Design EngineerRL Pipe Spools
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerPlatework & Tanks
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerInstruments
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerSite Tankage Installation
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Principal Design EngineerSMP Installation
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Principal Design EngineerMechanicalPOX
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalAutoclave incl lining and brick
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    
    MechanicalAutoclave Agitators
    
    Not in  Scope
    

    
    
    
    
    
    
    
    
    
    MechanicalHeat Exchangers
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Lead Design EngineerHP Slurry Pumps
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Lead Design EngineerSlurry and Sump Pumps
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Lead Design EngineerHP Water Pumps
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Lead Design EngineerWater Pumps
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Lead Design EngineerHP Slurry Valves
    
    
    1
    
    
    
    36
    
    
    
    8
    
    
    Mechanical
    
    Lead Design EngineerFlash Scrubber
    
    
    1
    
    
    
    36
    
    
    
    38
    
    
    Mechanical
    
    Lead Design EngineerCompressed Air Equipment
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Design EngineerSlurry Filters
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Lead Design EngineerSlurry Agitators
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Lead Design EngineerSafety Showers
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Lead Design EngineerControl Valves
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerManual Valves
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Mechanical
    
    Senior Design EngineerPiping Specials
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Design EngineerExotic Material Pipe Spools
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerRL Pipe Spools
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerPlatework & Tanks
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerInstruments
    
    
    1
    
    
    
    48
    
    
    
    48
    
    
    Mechanical
    
    Senior Design EngineerAutoclave & Vessels Installation
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Principal Design EngineerSMP Installation
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Principal Design EngineerMechanicalCalculations
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalThickening/Pre-Ox/POX
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalHP Slurry Pump
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Mechanical
    
    Lead Design EngineerSlurry Pump
    
    
    8
    
    
    
    0
    
    
    
    48
    
    
    Mechanical
    
    Lead Design EngineerSump Pumps
    
    
    8
    
    
    
    3
    
    
    
    24
    
    
    Mechanical
    
    Lead Design EngineerWater Pumps
    
    
    2
    
    
    
    8
    
    
    
    12
    
    
    Mechanical
    
    Lead Design EngineerCompressed Air System
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Senior Design EngineerLaunder Cales
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Mechanical
    
    Senior Design EngineerPressure Vessel Design
    
    
    4
    
    
    
    24
    
    
    
    96
    
    
    Mechanical
    
    Lead Design EngineerPressure Pipe Design
    
    
    5
    
    
    
    6
    
    
    
    36
    
    
    Mechanical
    
    Lead Design EngineerPipework Run/Support
Calculations
    
    
    8
    
    
    
    2
    
    
    
    16
    
    
    Mechanical
    
    Lead Design EngineerTankage Design
    
    
    4
    
    
    
    6
    
    
    
    24
    
    
    Mechanical
    
    Senior Design EngineerPlatework Design
    
    
    4
    
    
    
    4
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerHeat Transfer Calcs
    
    
    8
    
    
    
    2
    
    
    
    16
    
    
    Mechanical
    
    Senior Design EngineerMechanicalMechanical Design Check
    
    
    0.25
    
    
    
    89
    
    
    
    24.75
    
    
    Mechanical
    
    Lead Design EngineerP&ID Development
    
    
    12
    
    
    
    4
    
    
    
    46
    
    
    Mechanical
    
    Lead Design EngineerEquipment List
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Mechanical
    
    Design EngineerPipeline List
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalThickening
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Lead Design EngineerPre-Ox
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Lead Design EngineerPOX
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Lead Design EngineerValve Schedule
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalThickening
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Mechanical
    
    Lead Design EngineerPre-Ox
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Mechanical
    
    Lead Design EngineerPOX
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Lead Design EngineerTie in Schedule
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalThickening
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerPre-Ox
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Mechanical
    
    Design EngineerPOX
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Mechanical
    
    Design EngineerLiason with Electrical Engineer
    
    
    30
    
    
    
    4
    
    
    
    120
    
    
    Mechanical
    
    Lead Design EngineerLiason with Other Design
Engineers for Interfaces
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Mechanical
    
    Lead Design EngineerGeneral Arrangement Input
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalThickening
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Mechanical
    
    Principal Design EngineerPre-Ox
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Mechanical
    
    Principal Design EngineerPOX
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Mechanical
    
    Principal Design EngineerDrafting Assistance
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalMechanical Design Drawings
    
    
    82
    
    
    
    2
    
    
    
    164
    
    
    Mechanical
    
    Principal Design EngineerPipng Layouts
    
    
    256
    
    
    
    2
    
    
    
    512
    
    
    Mechanical
    
    Principal Design EngineerSigning/Checking
    
    
    338
    
    
    
    0.5
    
    
    
    169
    
    
    Mechanical
    
    Principal Design EngineerVendor Drawing Review
    
    
    25
    
    
    
    4
    
    
    
    100
    
    
    Mechanical
    
    Principal Design EngineerVendor Manual Review
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    
    MechanicalDesign Review
    
    
    4
    
    
    
    8
    
    
    
    32
    
    
    Mechanical
    
    Principal Design EngineerAttend HAZOP
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Principal Design EngineerConstruction Support
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    
    MechanicalCommissioning Support
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    
    Mechanical
 Page 5 of 18




---



##### Table of Contents



Lycopodium Engineering(IMAGE)
    
    (LYCOPODIUM ENGINEERING LOGO)
  Project:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011  Design Services for Crushing,
Conveying,Reclaim, Grinding,Thickening, Pre-Ox and Oxidation Areas
    
    Revision:
    
    
    0Client:
    
    Lihir Services Australia Pty Ltd
    
    Rev Date:
    
    
    11/09/08Location:
    
    Lihir Island. PNG
    
    Job Number:
    
    
    3024
 Item
    
    
    AreaNo.
    
    
    Hours
    
    
    Hours
    
    
    
    
    
    
    
    
    
    
    Total
    
    
    TotalTask List
    
    Off
    
    
    Each
    
    
    Total
    
    
    Disc
    
    Category
    
    Rate
    
    
    $
    
    
    $
    
    
    RevProject Meetings
    
    
    30
    
    
    
    1
    
    
    
    30
    
    
    Mechanical
    
    Principal Design EngineerClient Meetings
    
    
    20
    
    
    
    1
    
    
    
    20
    
    
    Mechanical
    
    Principal Design EngineerSite Visits
    
    Included in Project Mgt
    
    
    
    
    
    MechanicalSite Visit to Review As-Constructed
P&IDs
    
    Included in  Project Mgt
    
    
    

    
    
    
    
    MechanicalSite Visit (for tie-ins)
    
    Included in Project Mgt
    
    
    
    
    
    MechanicalCommissioning Planning
    
    
    1
    
    
    
    60
    
    
    
    60
    
    
    Mechanical
    
    Lead Design EngineerSub Total (Mech. Piping)
    
    
    
    
    
    
    
    
    
    
    9932CivilEarthworksDevelop Quantity Take-Offs
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerEngineering Specifications
    
    
    1
    
    
    
    2
    
    
    
    2
    
    
    Civil/Struct
    
    Senior Design EngineerGeneral Site Earthworks & Drainage
    
    
    1
    
    
    
    60
    
    
    
    60
    
    
    Civil/Struct
    
    Senior Design EngineerSite Roads & Drainage
    
    
    1
    
    
    
    60
    
    
    
    60
    
    
    Civil/Struct
    
    Senior Design EngineerFGO Stockpile Area
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerHGO Stockpile Area
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerLiason with Geotech Consultant
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil/Struct
    
    Senior Design EngineerEarthworks SOW & Tech Specs
    
    
    1
    
    
    
    32
    
    
    
    32
    
    
    Civil/Struct
    
    Senior Design EngineerConcrete
    
    
    
    
    
    
    
    
    
    
    
    
    
    Civil/StructDevelop Quantity Take-Offs
    
    
    1
    
    
    
    60
    
    
    
    80
    
    
    Civil/Struct
    
    Senior Design EngineerEngineering Specifications
    
    
    2
    
    
    
    4
    
    
    
    8
    
    
    Civil/Struct
    
    Senior Design EngineerCrusher Area
    
    
    1
    
    
    
    200
    
    
    
    200
    
    
    Civil/Struct
    
    Senior Design EngineerROM Bin
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil/Struct
    
    Senior Design EngineerConveyor 1
    
    
    1
    
    
    
    20
    
    
    
    2O
    
    
    Civil/Struct
    
    Senior Design EngineerConveyor 2
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Civil/Struct
    
    Senior Design EngineerConveyor 3
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Civil/Struct
    
    Senior Design EngineerConveyor 4
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Civil/Struct
    
    Senior Design EngineerConveyor 5
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Civil/Struct
    
    Senior Design EngineerConveyor 6
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Civil/Struct
    
    Senior Design EngineerRadial Stacker
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Civil/Struct
    
    Senior Design EngineerCrushing MCCs and Transformers
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Civil/Struct
    
    Senior Design EngineerCrushing Miscellaneous Concrete
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Civil/Struct
    
    Senior Design EngineerFGO Reclaim Tunnel
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Civil/Struct
    
    Senior Design EngineerFGO Escape Tunnel
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerFGO Emergency Feeder
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerFGO Feed Conveyor
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Civil/Struct
    
    Senior Design EngineerHGO Reclaim Tunnel
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Civil/Struct
    
    Senior Design EngineerHGO Escape Tunnel
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerHGO Emergency Feeder
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerHGO Feed Conveyor 1
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Civil/Struct
    
    Senior Design EngineerHGO Feed Conveyor 2
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Civil/Struct
    
    Senior Design EngineerHGO Feed Conveyor 3
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Civil/Struct
    
    Senior Design EngineerReclaim Miscellaneous Concrete
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Civil/Struct
    
    Senior Design EngineerSAG Mill Foundations
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil/Struct
    
    Senior Design EngineerBall Mill Foundations
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil/Struct
    
    Senior Design EngineerNew HGO Grinding Area
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Civil/Struct
    
    Senior Design EngineerMill Crane Structure
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerExisting HGO Grinding Area
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Civil/Struct
    
    Senior Design EngineerGrinding MCCs and Transformers
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Civil/Struct
    
    Senior Design EngineerGrinding Miscellaneous Concrete
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Civil/Struct
    
    Senior Design EngineerPebble Crushing
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil/Struct
    
    Senior Design EngineerConcrete Design Check
    
    
    0.25
    
    
    
    1520
    
    
    
    350
    
    
    Civil/Struct
    
    Senior Design EngineerConcrete Drafting Check & Supervision
    
    
    89
    
    
    
    4
    
    
    
    356
    
    
    Civil/Struct
    
    Senior Design EngineerCivil Works SOW & Tech Specs
    
    
    
    
    
    
    
    
    
    
    
    
    
    Civil/StructCrushing
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Civil/Struct
    
    Senior Design EngineerReclaim
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Civil/Struct
    
    Senior Design EngineerGrinding
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Civil/Struct
    
    Senior Design EngineerPebble Crushing
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Civil/Struct
    
    Senior Design EngineerDesign Criteria
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Civil/Struct
    
    Senior Design EngineerDesign Review
    
    
    4
    
    
    
    8
    
    
    
    32
    
    
    Civil/Struct
    
    Senior Design EngineerConstruction Support
    
    Not in Scope
    

    
    
    
    
    
    
    
    
    
    Civil/StructProject Meetings
    
    
    30
    
    
    
    2
    
    
    
    60
    
    
    Civil/Struct
    
    Senior Design EngineerSite Visits
    
    
    1
    
    
    
    70
    
    
    
    70
    
    
    Civil/Struct
    
    Senior Design EngineerMOPU-0011 Facilities 1341, 1342, 1343, 1348, 1391, 1410
    
    
    
    
    
    
    
    
    
    
    
    
    
    Civil/StructEarthworks
    
    
    
    
    
    
    
    
    
    
    
    
    
    Civil/StructDevelop Quantity Take-Offs
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Civil/Struct
    
    Lead Design EngineerEngineering Specifications
    
    
    1
    
    
    
    2
    
    
    
    2
    
    
    Civil/Struct
    
    Lead Design EngineerGeneral Site Earthworks & Drainage
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Civil/Struct
    
    Design EngineerSite Roads & Drainage
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Civil/Struct
    
    Design EngineerThickening
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Civil/Struct
    
    Design EngineerPre-Ox
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Civil/Struct
    
    Design EngineerPOX
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Civil/Struct
    
    Design EngineerLiason with Geolech Consultant
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Civil/Struct
    
    Design EngineerEarthworks SOW & Tech Specs
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Civil/Struct
    
    Design EngineerConcrete
    
    
    
    
    
    
    
    
    
    
    
    
    
    Civil/StructDevelop Quantity Take-Offs
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Civil/Struct
    
    Design EngineerEngineering Specifications
    
    
    12
    
    
    
    2
    
    
    
    4
    
    
    Civil/Struct
    
    Design EngineerThickener Area
    
    
    1
    
    
    
    42
    
    
    
    42
    
    
    Civil/Struct
    
    Lead Design EngineerPre-Ox
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Civil/Struct
    
    Design EngineerHP Slurry Pumps
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Civil/Struct
    
    Design EngineerPOX
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil/Struct
    
    Lead Design EngineerPOX Services
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Civil/Struct
    
    Design EngineerMCCs and Transformers
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Civil/Struct
    
    Design EngineerMiscellaneous Concrete
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Civil/Struct
    
    Design EngineerArea Crane Structure
    
    
    1
    
    
    
    16
    
    
    
    16
    
    
    Civil/Struct
    
    Design EngineerConcrete Design Check
    
    
    0.25
    
    
    
    166
    
    
    
    46.5
    
    
    Civil/Struct
    
    Lead Design EngineerConcrete Drafting Check & Supervision
    
    
    56
    
    
    
    2
    
    
    
    112
    
    
    Civil/Struct
    
    Design EngineerCivil Works SOW & Tech Specs
    
    
    
    
    
    
    
    
    
    
    
    
    
    Civil/StructThickner Area
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Civil/Struct
    
    Lead Design EngineerPre-Ox
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Civil/Struct
    
    Design EngineerPOX
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Civil/Struct
    
    Lead Design EngineerDesign Criteria
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Civil/Struct
    
    Design EngineerDesign Review
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Civil/Struct
    
    Design EngineerConstruction Support
    
    Not in Scope
    

    
    
    
    
    
    
    
    
    
    Civil/Struct
 Page 6 of 18




---



##### Table of Contents



Lycopodium Engineering(LYCOPODIUM ENGINEERING LOGO)
    
    (LYCOPODIUM ENGINEERING LOGO)
  Project:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011  Design Services for Crushing,
Conveying, Reclaim, Grinding, Thickening, Pre-Ox and
Oxidation Areas
    
    Revision:
    
    
    0Client:
    
    Lihir Services Australia Pty Ltd
    
    Rev. Date:
    
    
    11/09/08Location:
    
    Lihir Island. PNG
    
    Job Number:
    
    
    3024
 Item
    
    AreaNo.
    
    Hours
    
    Hours
    
    
    
    
    
    
    
    
    
    Total
    
    TotalTask List
    
    Off
    
    Each
    
    Total
    
    Disc
    
    Category
    
    Rate
    
    $
    
    $
    
    RevProject Meetings
    
    
    30
    
    
    
    1
    
    
    
    30
    
    
    Civil/Struct
    
    Design EngineerSite Visits
    
    
    1
    
    
    
    70
    
    
    
    70
    
    
    Civil/Struct
    
    Lead Design EngineerSub Total (Civil)
    
    
    
    
    
    
    
    
    
    
    3530.5StructuralDevelop Quantity Take-Offs
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil/Struct
    
    Senior Design EngineerDesign Criteria
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Civil/Struct
    
    Senior Design EngineerEngineering Specifications
    
    
    3
    
    
    
    2
    
    
    
    6
    
    
    Civil/Struct
    
    Senior Design EngineerStructural Design
    
    
    
    
    
    
    
    
    
    
    
    
    
    Civil/StructCrusher Area
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Civil/Struct
    
    Senior Design EngineerROM Bin
    
    
    1
    
    
    
    50
    
    
    
    80
    
    
    Civil/Struct
    
    Senior Design EngineerConveyor 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerConveyor 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerConveyor 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerConveyor 4
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerConveyor 5
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerConveyor 6
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerRadial Stacker
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Civil/Struct
    
    Senior Design EngineerCrusher Miscellaneous Steelwork
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerCrusher Platework
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerFGO Reclaim
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerFGO Emergency Feeder
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerFGO Feed Conveyor
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerHGO Reclaim
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerHGO Emergency Feeder
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerHGO Feed Conveyor 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerHGO Feed Conveyor 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerHGO Feed Conveyor 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerReclaim Miscellaneous Steelwork
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerReclaim Platework
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerMill Area Steelwork
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Civil/Struct
    
    Senior Design EngineerMill Crane Structure
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerCheck Pebble Crusher Conveyor Structure
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerGrinding Miscellaneous Steelwork
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerGrinding Platework
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerPebble Crushing  existing crusher
structures
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil/Struct
    
    Senior Design EngineerPebble Crushing  existing conveyor
magnet structures
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerPebble Crushing  new structures
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil/Struct
    
    Senior Design EngineerPebble Circuit Platework
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil/Struct
    
    Senior Design EngineerStructural Design Check
    
    
    0.25
    
    
    
    1420
    
    
    
    355
    
    
    Civil/Struct
    
    Senior Design EngineerStructural Drafting Check & Supervision
    
    
    80
    
    
    
    4
    
    
    
    320
    
    
    Civil/Struct
    
    Senior Design EngineerStructural SOW & Tech Specs
    
    
    
    
    
    
    
    
    
    
    
    
    
    Civil/StructCrushing
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Civil/Struct
    
    Senior Design EngineerReclaim
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Civil/Struct
    
    Senior Design EngineerGrinding
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Civil/Struct
    
    Senior Design EngineerPebble Crushing
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Civil/Struct
    
    Senior Design EngineerDesign Review incl in civil
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    Civil/Struct
    
    Senior Design EngineerConstruction Support
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    Civil/StructProject Meetings  incl in civil
    
    
    0
    
    
    
    2
    
    
    
    0
    
    
    Civil/Struct
    
    Senior Design EngineerMOPU-0011 Facilities 1341, 1342, 1343,
1348, 1391, 1410
    
    
    
    
    
    
    
    
    
    
    
    
    
    Civil/StructDevelop Quantity Take-Offs
    
    
    1
    
    
    
    8
    
    
    
    8
    
    
    Civil/Struct
    
    Lead Design EngineerDesign Criteria
    
    
    1
    
    
    
    4
    
    
    
    4
    
    
    Civil/Struct
    
    Lead Design EngineerEngineering Specifications
    
    
    3
    
    
    
    1
    
    
    
    3
    
    
    Civil/Struct
    
    Principal Design EngineerStructural Design
    
    
    
    
    
    
    
    
    
    
    
    
    
    Civil/StructThickening
    
    
    1
    
    
    
    100
    
    
    
    100
    
    
    Civil/Struct
    
    Lead Design EngineerPre-OX
    
    
    1
    
    
    
    80
    
    
    
    60
    
    
    Civil/Struct
    
    Lead Design EngineerPOX
    
    
    1
    
    
    
    140
    
    
    
    140
    
    
    Civil/Struct
    
    Principal Design EngineerMiscellaneous Steelwork
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Civil/Struct
    
    Lead Design EngineerPlatework
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Civil/Struct
    
    Lead Design EngineerStructural Design Check
    
    
    0.25
    
    
    
    348
    
    
    
    87
    
    
    Civil/Struct
    
    Principal Design EngineerStructural Drafting Check & Supervision
    
    
    65
    
    
    
    2
    
    
    
    130
    
    
    Civil/Struct
    
    Principal Design EngineerStructural SOW & Tech Specs
    
    
    
    
    
    
    
    
    
    
    
    
    
    Civil/StructThickening
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Civil/Struct
    
    Principal Design EngineerPre-OX
    
    
    1
    
    
    
    12
    
    
    
    12
    
    
    Civil/Struct
    
    Lead Design EngineerPOX
    
    
    1
    
    
    
    24
    
    
    
    24
    
    
    Civil/Struct
    
    Lead Design EngineerDesign Review - Incl in civil
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    Civil/Struct
    
    Principal Design EngineerConstruction Support
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    Civil/StructProject Meetings  Incl in civil
    
    
    0
    
    
    
    2
    
    
    
    0
    
    
    Civil/Struct
    
    Principal Design EngineerSub Total (Structural)
    
    
    
    
    
    
    
    
    
    
    2953Electrical/InstrumentElectrical / Instrumentation Coordination
    
    
    1
    
    
    
    330
    
    
    
    330
    
    
    Electrical
    
    Senior Design EngineerSub Total (Electrical/Instrument)
    
    
    
    
    
    
    
    
    
    
    330Project Management/ProcurementProject Management
    
    
    48
    
    
    
    .40
    
    
    
    1920
    
    
    General
    
    Engineering ManagerProject Engineering
    
    
    48
    
    
    
    40
    
    
    
    1920
    
    
    General
    
    Senior Project EngineerProject Engineering  Additional
reporting requirements (Brisbane)
    
    
    
    
    
    
    
    
    
    
    
    
    
    General
    
    not requiredProject Engineering  Additional
reporting requirements (Perth)
    
    
    
    
    
    
    
    
    
    
    
    
    
    General
    
    not requiredProject Review
    
    
    48
    
    
    
    4
    
    
    
    192
    
    
    General
    
    Manager of ProjectsDesign Review
    
    
    4
    
    
    
    8
    
    
    
    32
    
    
    General
    
    Senior ConsultantReview Quantity Take-Offs
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Estimating ManagerPrepare Quantity Take-Offs
    
    
    1
    
    
    
    240
    
    
    
    240
    
    
    General
    
    Senior EstimatorProject Cost Control (incl in Proj Engg
hrs)
    
    
    
    
    
    
    
    
    
    
    0
    
    
    General
    
    Senior Project EngineerDevelop Project Control Schedule (incl
in Proj Engg hrs)
    
    
    
    
    
    
    
    
    
    
    0
    
    
    General
    
    Senior Project EngineerUpdate Project Schedule (incl in Proj
Engg hrs)
    
    
    
    
    
    
    
    
    
    
    0
    
    
    General
    
    Senior Project EngineerDevelop Construction Methodology (incl
in Proj Mngt hrs)
    
    
    
    
    
    
    
    
    
    
    0
    
    
    General
    
    Engineering ManagerDevelop Safety Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    HSE ManagerPrepare Design Reports (incl in Proj Mngt &
Engs hrs)
    
    
    
    
    
    
    
    
    
    
    
    
    
    GeneralProject Administration
    
    
    48
    
    
    
    40
    
    
    
    1920
    
    
    General
    
    Secretary / WPDocument Control  Design Phase
    
    
    48
    
    
    
    40
    
    
    
    1920
    
    
    General
    
    Document ControllerDocument Control  Construction Phase
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    GeneralEstablish Procurement Procedures &
Templates
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    General
 Page 7 of 18




---



##### Table of Contents



Lycopodium Engineering(IMAGE)
    
    (LYCOPODIUM ENGINEERING LOGO)
  Project:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011  Design Services for Crushing,
Conveying, Reclaim, Grinding,
Thickening, Pre-Ox and Oxidation Areas
    
    Revision:
    
    
    0Client:
    
    Lihir Services Australia Pty Ltd
    
    Rev. Date:
    
    
    11/09/08Location:
    
    Lihir Island. PNG
    
    Job Number:
    
    
    3024
 Item
    
    AreaNo.
    
    Hours
    
    Hours
    
    
    
    
    
    
    
    
    
    Total
    
    TotalTask List
    

Off
    

Each
    

Total
    

Disc
    

Category
    

Rate
    

$
    

$
    

RevIssue
Enquiries, Evaluate & Award
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    GeneralExpedite Vendor Data After Award
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    GeneralExpedite Equipment After Award
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    GeneralPrepare Procurement Documentation
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    GeneralProcess
Supplier Invoices
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    GeneralMOPU-0011 Facilities 1341, 1342, 1343, 1348, 1391, 1410
    
    
    
    
    
    
    
    
    
    
    
    
    
    GeneralEngineering Coordination / Project Management &
Controls
    
    
    1
    
    
    
    1200
    
    
    
    1200
    
    
    General
    
    Project ManagerEngineering Coordination / Project Management &
Controls
    
    
    1
    
    
    
    548
    
    
    
    548
    
    
    General
    
    Project Controls EngineerSite Visits for interface verifications, etc.
    
    
    1
    
    
    
    70
    
    
    
    70
    
    
    Mechanical
    
    Lead Design EngineerSite Visits for interface verifications, etc.
    
    
    2
    
    
    
    70
    
    
    
    140
    
    
    Mechanical
    
    Lead Design EngineerSite Visits
for interface verifications, etc.
    
    
    2
    
    
    
    70
    
    
    
    140
    
    
    General
    
    Senior DraftspersonSite Visit
to Review Existing P&IDs (by QLD team)
    
    
    0
    
    
    
    70
    
    
    
    0
    
    
    Mechanical
    
    Lead Design EngineerSite Visit to Review Existing P&IDs (by QLD team)
    
    
    0
    
    
    
    70
    
    
    
    0
    
    
    General
    
    Lead Draftsperson / CheckerSite Visit
(for tie-ins)
    
    
    1
    
    
    
    70
    
    
    
    70
    
    
    Mechanical
    
    Lead Design EngineerSite Visit (for tie-ins)
    
    
    1
    
    
    
    70
    
    
    
    70
    
    
    General
    
    Lead Draftsperson / CheckerSite Visits other
    
    
    1
    
    
    
    70
    
    
    
    70
    
    
    General
    
    Project ManagerSite Visits other (tbc)
    
    
    0
    
    
    
    70
    
    
    
    0
    
    
    Mechanical
    
    Lead Design EngineerProcurement bid packages, etc (tba if required)
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    General
    
    Senior Procurement OfficerDocument Control
    
    
    1
    
    
    
    960
    
    
    
    960
    
    
    General
    
    Document ControllerSupport Services
    
    
    1
    
    
    
    960
    
    
    
    960
    
    
    General
    
    Secretary / WPSupport Services
    
    
    1
    
    
    
    1260
    
    
    
    1260
    
    
    General
    
    Technical ClerkReview
Quantity Take-Offs
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Estimating ManagerPrepare Quantity Take-Offs
    
    
    1
    
    
    
    240
    
    
    
    240
    
    
    General
    
    Senior EstimatorSub Total
Project Management/Procurement
    
    
    
    
    
    
    
    
    
    
    13992DraftingGeneral Arrangements
    
    
    15
    
    
    
    560Overall Site Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Lead Draftsperson/CheckerCrushing & Conveying
    
    
    
    
    
    
    
    
    
    
    
    
    
    GeneralOverall Crusher Plant Layout
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Lead Draftsperson / CheckerOverall Crusher Elevation
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Lead Draftsperson / CheckerReclaim
    
    
    
    
    
    
    
    
    
    
    
    
    
    GeneralOverall FGO Reclaim Layout
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Lead Draftsperson / CheckerOverall FGO Reclaim Elevation
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Lead Draftsperson / CheckerFGO Demolition Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Senior DraftspersonOverall HGO Reclaim Layout
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Lead Draftsperson / CheckerOverall HGO Reclaim Elevation
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Lead Draftsperson / CheckerGrinding
    
    
    
    
    
    
    
    
    
    
    
    
    
    GeneralOverall Grinding Plant Layout
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Lead Draftsperson / CheckerOverall Grinding Plant Elavation Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Lead Draftsperson /CheckerOverall Grinding Plant Elavation Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Lead Draftsperson / CheckerGrinding Demolition Plan Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Senior DraftspersonGrinding Demolition Plan Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Senior DraftspersonPebble Crushing
    
    
    
    
    
    
    
    
    
    
    
    
    
    GeneralOverall Crusher Plant Layout
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Lead Draftsperson / CheckerOverall Crusher Elevation
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    General
    
    Lead Draftsperson / CheckerMechanical Drawings
    
    
    233
    
    
    
    10260Crushing & ConveyingHard OreCrusher Layout Plan
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Mechanical
    
    Senior DraftspersonCrusher Elevation sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonRom bin
    
    
    1
    
    
    
    4
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonApron Feeder/Dribble Conveyor GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonApron Feeder Fenders
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonApron Feeder Head Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDribble Conveyor Feed Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDribble
Conveyor Head Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDribble Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior  DraftspersonCrusher Eccentric trolley Agt and details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior  DraftspersonCrusher Feed Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior  DraftspersonCrusher Discharge Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior  DraftspersonCrusher Discharge Conveyor (CV2203)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonCrusher Discharge Conveyor belt washer
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonCrusher Discharge Conveyor Head Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior  DraftspersonSoft Ore
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalArea Layout Plan
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Mechanical
    
    Senior DraftspersonArea Elevation sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior  DraftspersonRam bin
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonApron Feeder / Dribble Conveyor GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonApron Feeder Fenders
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonApron Feeder Head Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDribble Conveyor Feed Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDribble Conveyor Head Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDribble Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSizer Feed Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSizer Discharge Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonGeneral
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalCrusher Area Transfer Pump Station General Arrgt
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSettling Tank Arrgt and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAir compressor Arrgt Layout
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonProcess / Fire Water Circuit Arrgt Layout
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSump Pump Arrgt and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDust Ducting Arrgt and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDust Scrubber Arrgt
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonMain Conveyors
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalCV2201 conveyor Arrgt
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonCV2201
conveyor belt washer
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)CV2201
conveyor head chute arrgt and details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)Tramp metal chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)Sump Pump Arrgt and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)CV2202 conveyor Arrgt
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonCV2202 conveyor drive Arrgt
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)CV2202 conveyor head chute arrgt and details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)




---



##### Table of Contents



Lycopodium Engineering(LYCOPODIUM ENGINEERING LOGO)
    
    (LYCOPODIUM LOGO)
  Project:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011  Design Services for Crushing, Conveying, Reclaim, Grinding,Thickening, Pre-Ox and Oxidation Areas
    
    Revision:
    
    
    0Client:
    
    Lihir Services Australia Pty Ltd
    
    Rev. Date:
    
    
    11/09/08Location:
    
    Lihir Island, PNG
    
    Job Number:
    
    
    3024
 Item
    
    AreaNo.
    
    
    Hours
    
    
    Hours
    
    
    
    
    
    
    
    
    Total
    
    TotalTask List
    
    Off
    
    
    Each
    
    
    Total
    
    
    Disc
    
    Category
    
    Rate
    
    $
    
    $
    
    RevCV2001 conveyor Arrgt
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonCV2001 conveyor drive Arrgt
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)CV2001 conveyor head chute arrgt and details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson  (P)CV2001 conveyor feed chute arrgt and details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson  (P)CV2002 conveyor Arrgt
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonCV2002 conveyor drive Arrgt
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson  (P)CV2002 conveyor head chute arrgt and details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson  (P)CV2002 Divertor Chute Arrgt and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson  (P)CV2002 conveyor feed chute arrgt and details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson  (P)CV2003 conveyor Arrgt
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonCV2003 conveyor drive Arrgt
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson  (P)CV2003 conveyor head chute arrgt and details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)CV2003 conveyor feed chute arrgt and details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)Radial Stacker
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalRadial Stacker General Arrgt
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonRadial Stacker General Arrgt  Rail and Drive
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonRadial Stacker Elevation 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDetails by Vendor (review drawings)
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Mechanical
    
    Senior DraftspersonMechanicalReclaim
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalFGO Reclaim
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalReclaim Feeder Layout
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Mechanical
    
    Senior DraftspersonReclaim Elevation
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonReclaim Feed Chute Arrangement (2x)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonReclaim Feed Chute Details (2x)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonReclaim Feeder Head Chute (2x)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonEmergency Feeder Head Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)Reclaim Feeder Dribble Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonEmergency Feeder Dribble Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)FGO Feed Conveyor MODS
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonFGO Feed Conveyor Feed Chutes (2x)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAir Ventilation Ducting Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAir Ventilation Ducting Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSump Pump Arrgt and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)HGO Reclaim
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalReclaim Feeder Layout
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Mechanical
    
    Senior DraftspersonReclaim Elevation
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonReclaim Feed Chute Arrangement (2x)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonReclaim Feed Chute Details (2x)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonReclaim Feeder Head Chute (2x)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonEmergency Feeder Head Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonReclaim Feeder Dribble Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonEmergency Feeder Dribble Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonFeeder 1 Dribble Conveyor GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonFeeder 1 Dribble Conveyor Feed Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonFeeder 1 Dribble Conveyor Head Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonFeeder 2 Dribble Conveyor GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonFeeder 2 Dribble Conveyor Feed Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonFeeder 2 Dribble Conveyor Head Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonEmergency Feeder Dribble Conveyor GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonEmergency Feeder Dribble Conveyor Feed Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)Emergency Feeder Dribble Conveyor Head Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)SAG Mill Feed Conveyor 1 Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSAG Mill Feed Conveyor 1 Head Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson  (P)SAG Mill Feed Conveyor 1 Feed Chutes
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson  (P)SAG Mill Feed Conveyor 2 Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSAG Mill Feed Conveyor 2 Head Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)SAG Mill Feed Conveyor 2 Feed Chutes
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Drartsperson (P)SAG Mill Feed Conveyor 3 Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSAG Mill Feed Conveyor 3 Head Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)SAG Mill Feed Conveyor 3 Feed Chutes
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)Air Ventilation Ducting Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAir Ventilation Ducting Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSump Pump Arrgt and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)MechanicalGrinding
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalArea Arrangement Layout Sheet 1
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Mechanical
    
    Senior DraftspersonArea Arrangement Layout Sheet 2
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Mechanical
    
    Senior DraftspersonArea Elevation Sheet 1 SAG
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonArea Elevation Sheet 2 Ball
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonArea Elevation Sheet 3 End View
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonArea Elevation Sheet 4 End View
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSAG Mill Feed Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSAG Mill Discharge Trommel
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSAG Mill Trommel Cover
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSAG Mill Scals Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonBall Mill Feed Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonBall Mill Discharge Trommel
    
    
    1
    
    
    
    40
    
    
    
    49
    
    
    Mechanical
    
    Senior DraftspersonBall Mill Trommel Cover
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonBall Mill Scats Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonMill Discharge Launder
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonMill Discharge Hopper
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonMill Discharge Pump Suctions
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonLinear Screen Feed Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonLinear Screen Discharge Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonStatic Screen Discharge Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSampler Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonCyclone OF Transfer Hopper
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonCyclone OF Transfer Pump Suctions
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonBall Kibbles
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)Existing Mill Transfer Hopper Mods
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonExisting Mill Transfer Pump Suctions
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonScals Discharge Conveyor Modifications
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAir Compressor Arrgt Layout
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson (P)Sump Pump Arrgt and Details
    
    
    
    
    
    
    
    
    
    
    
    
    
    Mechanical
 Page 9 of 18




---



##### Table of Contents



Lycopodium Engineering(LYCOPODIUM ENGINEERING LOGO)
    
    (LYCOPODIUM LOGO)
  Project:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011 - Design Services for Crushing, Conveying, Reclaim, Grinding,Thickening, Pre-Ox and Oxidation Areas
    
    Revision:
    
    
    0Client:
    
    Lihir Services Australia Pty Ltd
    
    Rev. Date:
    
    
    11/09/08Location:
    
    Lihir Island, PNG
    
    Job Number:
    
    
    3024
 Item
    
    AreaNo.
    
    Hours
    
    Hours
    
    
    
    
    
    
    
    
    
    Total
    
    TotalTask List
    
    Off
    
    Each
    
    Total
    
    Disc
    
    Category
    
    Rate
    
    $
    
    $
    
    RevPebble Crushing
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalArea Arrangement Layout Crushers
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    Mechanical
    
    Senior DraftspersonArea Arrangement Layout Conveyors
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Mechanical
    
    Senior DraftspersonArea Elevation Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonArea Elevation Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonOverall Crusher Discharge Plan & Elevation
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPebble Conveyor 1 Mech Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPebble Conveyor 2 Mech Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPebble Conveyor 3 Mech Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPebble Conveyor 4 Mech Sheel 1  Crusher Discharge spilt
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonNew SAG Mill Pebble Discharge Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonTrommel Magnet Tramp Chute
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPebble
Conveyor 1 Head/Feed Chute Modifications (Magnet a& Spec
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPebble Conveyor 1 Tramp Metal Chute Modifications
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPebble
Conveyor 2 Head/Feed Chute Modifications (Magnet a& Spec
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPebble
Conveyor 3 Head/Feed Chute Modifications (Magnet a& Spec
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPebble Crusher Bypass Gate and Chute Modifications
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPebble Crusher Feed Bin Modifications
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPebble Crusher Feeder Modifications
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPebble Crusher Discharge Chute / Conveyor Feed Modifications
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPebble Crusher Splitter Arrangement & Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonFeed Chute to existing SAG Feed Belt
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonHead Chute Feed Chute to New SAG Feed Belt
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSAG MILL MEDIA CHARGING?
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    MechanicalThickening Area
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalThickening Plant Layout
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Mechanical
    
    Lead Draftsperson / CheckerThickening Area Etevation
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Lead Draftsperson / CheckerProcess Water Arrangement and Elevation
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonUnit 1 Thickener UF Pump Arrangement and Elevation
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonUnit 1 Thickener UF Suction Pipe Arrangement and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonUnit 2 Thickener UF Pump Arrangement and Elevation
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonUnit 2 Thickener UF Suction Pipe Arrangement and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonUnit 1 Thickener Tunnel Arrangement and Elevation
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonUnit 1 Thickener Tunnel Arrangement and Elevation
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonThickener Feed Box 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonThickener Feed Box 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonProcess Water Tank
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonUnit 1 Sump Pump Arrgt and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonUnit 2 Sump Pump Arrgt and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPre-OX
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalPre-Ox Plant Layout
    
    
    1
    
    
    80
    
    
    80
    
    
    Mechanical
    
    Lead Draftsperson / CheckerPre-Ox Area Elevation
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Lead Draftsperson / CheckerPre-Ox Feed Distributor Box
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPre-Ox Tank 1/2 GA and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPre-Ox Upper Level/Sampier Layout and Elevation
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPre-Ox Demolition Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonPOX
    
    
    
    
    
    
    
    
    
    
    
    
    
    MechanicalOverall POX Plant Layout
    
    
    1
    
    
    
    200
    
    
    
    200
    
    
    Mechanical
    
    Lead Draftsperson / CheckerOverall POX Plant Elavation Sheet 1
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Mechanical
    
    Lead Draftsperson / CheckerOverall POX Plant Elavation Sheet 2
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Mechanical
    
    Lead Draftsperson / CheckerOverall POX Plant Elavation Sheet 3
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Mechanical
    
    Lead Draftsperson / CheckerPOX Demolition Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Feed Pump Arrgt and Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Feed Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Discharge Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Feed Elevation Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Feed Elevation Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Feed Elevation Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Discharge Elevation Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Discharge Elevation Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDischarge Train 1 Plan Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDischarge Train 1 Plan Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDischarge Train 1 Elevation Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDischarge Train 1 Elevation Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDischarge Train 1 Elevation Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDischarge Train 2 Plan Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDischarge Train 2 Plan Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDischarge Train 2 Elevation Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDischarge Train 2 Elevation Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonDischarge Train 2 Elevation Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonScrubber Train 1 Arrangement and Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonScrubber Train 1 Arrangement and Details Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonScrubber Train 2 Arrangement and Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonScrubber Train 2 Arrangement and Details Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Building Arrangement and Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Agitator Maintenance Bay Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Agitator Maintenance Bay Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Train 1 Discharge Flash Vessel
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Train 1 Discharge Flash Vessel Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Train 2 Discharge Flash Vessel
    
    
    1
    
    
    40
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Train 2 Discharge Flash Vessel Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Train 1 Quench Vessel
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Train 1 Quench Vessel Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Train 2 Quench Vessel
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Train 2 Quench Vessel Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonTrain 1 Moisture Trap
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonTrain 2 Moisture Trap
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonTrain 1 Flash Vessel Duct Arrangent and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonTrain 1 Quench Vessel Duct Arrangent and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonTrain 1 Venturi Scrubber Intel Duct Arrangent and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonTrain 1 Venturi Scrubber Outlet Duct Arrangent and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonTrain 1 Emergency Duct Arrangement and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonTrain 1 Discharge Stack Arrangement and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonTrain 2 Flash Vessel Duct Arrangement and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonTrain 2 Quench Vessel Duct Arrangement and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonTrain 2 Ventun Scrubber Intel Duct Arrangement and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior Draftsperson




---



##### Table of Contents



Lycopodium Engineering(LYCOPODIUM ENGINEERING LOGO)
    
    (LYCOPODIUM LOGO)
  Project:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011  Design Services for Crushing, Conveying, Reclaim, Grinding,Thickening, Pre-Ox and Oxidation Areas
    
    Revision:
    
    
    0Client:
    
    Lihir Services Australia Pty Ltd
    
    Rev. Date:
    
    
    11/09/08Location:
    
    Lihir Island, PNG
    
    Job Number:
    
    
    3024
 Item
    
    
    AreaNo.
    
    
    Hours
    
    
    Hours
    
    
    
    
    
    
    
    
    
    
    Total
    
    
    TotalTask List
    
    Off
    
    
    Each
    
    
    Total
    
    
    Disc
    
    Category
    
    Rate
    
    
    $
    
    
    $
    
    
    RevTrain 2 Venluri Scrubber Outlet Duct Arrange and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonTrain 2 Emergency Duct Arrangement and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonTrain 2 Discharge Stack Arranement and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSeal Water Arrangement and Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSeal Water Tank
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSump Pump Arrgt and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonQuench Water Tank
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonO2 Blowback Vessel Arrangement and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSteam Blowback Vessel arrangement and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonAutoclave Feed Filter Arrangement and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonFlash Tank 1 and 2 GA and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonSeal Water Heat Exchanger Arrangement and Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonTail End Sump Pump Arrgt and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Mechanical
    
    Senior DraftspersonMechanicalMechanical Drawings  Standards
    
    
    19
    
    
    
    1
    
    
    
    19
    
    
    Mechanical
    
    Senior DraftspersonMechanicalPiping Drawings
    
    
    326
    
    
    
    9430
    
    
    
    
    
    
    Piping
    
    Senior DraftspersonCrushing &Conveying
    
    
    
    
    
    
    
    
    
    
    
    
    
    Piping
    
    Senior DraftspersonPlant Piping Layout Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonPlant Piping Tie in Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonHard Ore Area  Piping Plan Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonHard Ore Area  Piping Plan Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonHard Ore Area  Piping Elevation Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonHard Ore Area  Piping Elevation Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonSoft Ore Area  Piping Plan Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonSoft Ore Area  Piping Elevation Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonTransfer Pump Area, Piping Plan & Elevations
    
    
    
    
    
    
    
    
    
    
    
    
    
    PipingWater Services Area, Piping Plan & Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonAir Services Area, Piping Plan & Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonPipingPipingReclaim
    
    
    
    
    
    
    
    
    
    
    
    
    
    PipingPlant Piping Layout Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonPlant Piping Tie in Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonReclaim FGO Area  Piping Plan Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonReclaim FGO Area  Piping Elevation Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonReclaim FGO Fire Suppression Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonReclaim HGO Area  Piping Plan Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonReclaim HGO Area  Piping Elevation Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonReclaim HGO Fire Suppression Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonPipingGrinding
    
    
    
    
    
    
    
    
    
    
    
    
    
    PipingMill Piping Plan and Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonGrinding Area Piping Plan Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonGrinding Area Piping Plan Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonGrinding Area Piping Plan Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonGrinding Area Piping Elevation Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonGrinding Area Piping Elevation Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonGrinding Area Piping Elevation Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonGrinding Area Special Piping (RL, Big bore) Sheet 1
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 2
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 3
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 4
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 5
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 6
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 7
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 8
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 9
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 10
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 11
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 12
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 13
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 14
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 15
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 16
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 17
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 18
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 19
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (RL, Big bore) Sheet 20
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson(P)Grinding Area Special Piping (from 100NB) Sheet 21 to 59
    
    
    20
    
    
    
    20
    
    
    
    400
    
    
    Piping
    
    Senior Draftsperson(P)PipingWater Services Area, Piping Plan & Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonAir Services Area, Piping Plan & Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonPipingPebble Crushing
    
    
    
    
    
    
    
    
    
    
    
    
    
    PipingPlant Piping Layout Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonPlant Piping Tie in Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonPebble crushing Area  Piping & Elevation Plan Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonPipingThickening
    
    
    
    
    
    
    
    
    
    
    
    
    
    PipingThickener Piping Plan and Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonThickener Area Piping Plan Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonThickener Area Piping Plan Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonThickener Area Piping Elevation Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonThickener Area Piping Elevation Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonThickener Area Piping Elevation Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonThickener Area Special Piping (RL, Big bore) Sheet 1
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonThickener Area Special Piping (RL, Big bore) Sheet 2
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonThickener Area Special Piping (RL, Big bore) Sheet 3
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonThickener Area Special Piping (RL, Big bore) Sheet 4
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonThickener Area Special Piping (RL, Big bore) Sheet 5
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonThickener Area Special Piping (RL, Big bore) Sheet 6
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonThickener Area Special Piping (RL, Big bore) Sheet 7
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonThickener Area Special Piping (RL, Big bore) Sheet 8
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonThickener Area Special Piping (RL, Big bore) Sheet 9
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonThickener Area Special Piping (RL, Big bore) Sheet 10
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonThickener Area Special Piping (RL, Big bore) Sheet 11
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior Draftsperson
 Page 11 of 18




---



##### Table of Contents



Lycopodium Engineering(IMAGE)
    
    (LYCOPODIUM ENGINEERING LOGO)
  Project:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011  Design Services for Crushing, Conveying, Reclaim, Grinding,Thickening. Pre-Ox and Oxidation Areas
    
    Revision:
    
    
    0Client:
    
    Lihir Services Australia Ply Ltd
    
    Rev Date:
    
    
    11/09/09Location:
    
    Lihir Island, PNG
    
    Job Number:
    
    
    3024
 Item
    
    
    AreaNo.
    
    
    Hours
    
    
    Hours
    
    
    
    
    
    
    
    
    
    
    Total
    
    
    TotalTask List
    
    Off
    
    
    Each
    
    
    Total
    
    
    Disc
    
    Category
    
    Rate
    
    
    $
    
    
    $
    
    
    RevThickener Area Special Piping (RL, Big bore) Sheet 12
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonThickener Area Special Piping (RL, Big bore) Sheet 13
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonThickener Area Special Piping (RL, Big bore) Sheet 14
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonThickener Area Special Piping (from 100NB) Sheet 15
    
    
    13
    
    
    
    20
    
    
    
    260
    
    
    Piping
    
    Senior DraftspersonWater Services Area, Piping Plan & Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonAir Services Area, Piping Plan & Elevations
    
    
    1
    
    
    
    
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonPre-Ox
    
    
    
    
    
    
    
    
    
    
    
    
    
    PipingPre-Ox Piping Key Plan and Elevations
    
    
    1
    
    
    
    50
    
    
    
    50
    
    
    Piping
    
    Senior DraftspersonPre-Ox Area Piping Plan Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonPre-Ox Area Piping Plan Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonPre-Ox Area Piping Elevation Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonPre-Ox Area Piping Elevation Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonPre-Ox Area Special Piping (RL, Big bore) Sheet 1
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonPre-Ox Area Special Piping (RL, Big bore) Sheet 2
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonPre-Ox Area Special Piping (RL, Big bore) Sheet 3
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonPre-Ox Area Special Piping (RL, Big bore) Sheet 4
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonPre-Ox Area Special Piping (RL, Big bore) Sheet 5
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonPre-Ox Area Special Piping (RL, Big bore) Sheet 6
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonPre-Ox Area Special Piping (RL, Big bore) Sheet 7
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonPre-Ox Area Special Piping (RL, Big bore) Sheet 8
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonPre-Ox Area Special Piping (RL, Big bore) Sheet 9
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonPre-Ox Area Special Piping (RL, Big bore) Sheet 10
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonPre-Ox Area Special Piping (RL, Big bore) Sheet 11
    
    
    1
    
    
    
    20
    
    
    
    20
    
    
    Piping
    
    Senior DraftspersonPre-Ox Area Special Piping 
(from 100NB) Sheet 12+
    
    
    13
    
    
    
    20
    
    
    
    260
    
    
    Piping
    
    Senior DraftspersonWater Services Area, Piping Plan & Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonAir Services Area, Piping Plan & Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonPOX
    
    
    
    
    
    
    
    
    
    
    
    
    
    PipingPOX Piping Key Plan and Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonPOX Area Piping Plan Sheet 1 to 8
    
    
    8
    
    
    
    40
    
    
    
    320
    
    
    Piping
    
    Senior DraftspersonPOX Area Piping Elevation Sheet 1 to 8
    
    
    8
    
    
    
    40
    
    
    
    320
    
    
    Piping
    
    Senior DraftspersonPOX Area Special Piping Sheet 1 to 40
    
    
    40
    
    
    
    40
    
    
    
    1800
    
    
    Piping
    
    Senior DraftspersonPOX Area Special Piping (RL, Big bore) sheet 1 to 52
    
    
    52
    
    
    
    20
    
    
    
    1040
    
    
    Piping
    
    Senior DraftspersonPOX Area
Special Piping (Big bore) Sheet 1 to 38
    
    
    38
    
    
    
    40
    
    
    
    1520
    
    
    Piping
    
    Senior DraftspersonPOX Area Special Piping (from 100NB) Sheet 1 to 38
    
    
    38
    
    
    
    20
    
    
    
    760
    
    
    Piping
    
    Senior DraftspersonPipingSea Water Services Area, Piping Plan & Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonSeal Water Services Area, Piping Plan & Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonWater Services Area, Piping Plan & Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonRaw Water Services Area, Piping Plan & Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonAir Services Area, Piping Plan & Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Piping
    
    Senior DraftspersonPipingPiping Drawings  Standards
    
    
    12
    
    
    
    1
    
    
    
    12
    
    
    Piping
    
    Senior DraftspersonPipingFlow Sheets
    
    
    0
    
    
    
    0
    
    
    
    
    
    
    ProcessNot in Scope
    
    
    
    
    
    
    
    
    
    
    
    
    
    PipingProcessP & IDS
    
    
    0
    
    
    
    0
    
    
    
    
    
    
    ProcessNot in Scope
    
    
    
    
    
    
    
    
    
    
    
    
    
    ProcessProcessCivil Drawings
    
    
    145
    
    
    
    6420
    
    
    
    
    
    
    CivilCrushing & Conveying
    
    
    
    
    
    
    
    
    
    
    
    
    
    CivilCrushing Area, MCC & Transformers Foundations -
Arrangement &
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonCrusher Area General Arrangement  Key Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonHard Ore
    
    
    
    
    
    
    
    
    
    
    
    
    
    CivilCrusher Area Foundation GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonCrusher Slab & Foundation Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonCrusher Foundation Reinforcement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonCrusher Foundation Reinforcement Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonDrive in sump and Sump Pump Arrangement and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonROM Area Foundation GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonROM Slab & Foundation Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonROM Foundation Concrete Plans and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonROM Foundation Reinforcement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonDusl Collection Concrete GA and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonSoft Ore
    
    
    
    
    
    
    
    
    
    
    
    
    
    CivilROM Area Foundation GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonROM Slab & Foundation Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonROM Foundation Concrete Plans and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonROM Foundation Reinforcement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonSizer Area Foundation GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonSizer Slab & Foundation Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonSizer Foundation Concrete Plans and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonSizer Foundation Reinforcement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonRetaining/Wing Walls Area Foundation GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonRetaining/Wing Walls Slab & Foundation Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonRetaining/Wing Walls Foundation Concrete Plans and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonRetaining/Wing Walls Foundation Reinforcement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonRetaining/Wing Walls Foundation Reinforcement Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonWater Services Area, Foundations & Slabs  Arrangement &
Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonAir Services Area, Foundations & Slabs  Arrangement &
Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonOverland Conveyors
    
    
    
    
    
    
    
    
    
    
    
    
    
    CivilConveyor 1 Foundation GA and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson(P)Conveyor 2 Foundation GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson(P)Conveyor 2 Foundation Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson(P)Conveyor 3 Foundation GA and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson(P)Conveyor 4 Foundation GA and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson(P)Conveyor 5 Foundation GA and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson(P)Conveyor 6 Foundation GA and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson(P)Redial Stacker
    
    
    
    
    
    
    
    
    
    
    
    
    
    CivilStacker Base Area Foundation GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonStacker Base Foundation Concrete Plans and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonStacker Base Foundation Reinforcement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonStacker Track Area Foundation GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonStacker Track Slab & Foundation Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonCivilReclaim
    
    
    
    
    
    
    
    
    
    
    
    
    
    Civil




---



##### Table of Contents



Lycopodium Engineering(LYCOPODIUM ENGINEERING LOGO)
    
    (LYCOPODIUM ENGINEERING LOGO)
 Engineering Design Labour and Expenses EstimateProject:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011  Design Services for Crushing, Conveying, Reclaim, Grinding,Thickening, Pre-Ox and Oxidation Areas
    
    Revision:
    
    0Client:
    
    Lihir Services Australia Pty Ltd
    
    Rev. Date:
    
    11/09/08Location:
    
    Lihir Island, PNG
    
    Job Number:
    
    3024
 Item
    
    AreaNo.
    
    Hours
    
    Hours
    
    
    
    
    
    
    
    
    
    Total
    
    TotalTask List
    
    Off
    
    Each
    
    Total
    
    Disc
    
    Category
    
    Rate
    
    $
    
    $
    
    RevReclaim Area General Arrangement  Key Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonFGO Reclaim
    
    
    
    
    
    
    
    
    
    
    
    
    
    CivilReclaim Area Foundation GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonReclaim Slab & Foundation Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonReclaim Foundation Reinforcement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonReclaim Foundation Reinforcement Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonEscape Tunnel GA and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonEmergency Feeder Foundation GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)Emergency Feeder Slab & Foundation Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)Emergency Feeder Foundation Reinforcement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)FGO Feed Conveyor Foundation GA and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)Air Ventilation Concrete GA and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonHGO Reclaim
    
    
    
    
    
    
    
    
    
    
    
    
    
    CivilReclaim Area Foundation GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonReclaim Slab & Foundation Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonReclaim Foundation Reinforcement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonReclaim Foundation Reinforcement Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonEscape Tunnel GA and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonEmergency Feeder Foundation GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)Emergency Feeder Slab & Foundation Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)Emergency Feeder Foundation Reinforcement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)SAG Mill Feed Conveyor 1 Foundation GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)SAG Mill Feed Conveyor 1 Foundation Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)SAG Mill Feed Conveyor 2 Foundation GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)SAG Mill Feed Conveyor 2 Foundation Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)SAG Mill Feed Conveyor 3 Foundation GA
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)SAG Mill Feed Conveyor 3 Foundation Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)Air Ventilation Concrete GA and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonCivilGrinding
    
    
    
    
    
    
    
    
    
    
    
    
    
    CivilGrinding Area Arrangement
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil
    
    Senior DraftspersonGrinding Area Sections and Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonGrinding Area Sections and Details Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonOperating Floor Slab Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonOperating Floor Slab Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonSAG Mill Footing Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonSAG Mill Footing Reinforcement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)SAG Mill Footing Reinforcement Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)SAG Mill Footing Reinforcement Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)Ball Mill Footing Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonBall Mill Footing Reinforcement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)Ball Mill Footing Reinforcement Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)Ball Mill Footing Reinforcement Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson (P)SAG Mill Hold Down Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonSAG Mill Hold Down Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonBall Mill Hold Down Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonBall Mill Hold Down Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonExisting Mill Trasfer Hopper & Pump Foundations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonGrinding Area, MCC & Transformers Foundations  Arrangement &
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonCivilPebble Crushing
    
    
    
    
    
    
    
    
    
    
    
    
    
    CivilPebble Crusher Discharge Conveyor Foundation GA and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonPebble Crusher Discharge Splitter Tower Foundation and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonPebble Crusher Lube Area GA and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonNew SAG Pebble Feed Conveyor Foundations and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonPebble Crusher Demolition Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonThickener
    
    
    
    
    
    
    
    
    
    
    
    
    
    CivilThickener 1 Area Arrangement
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil
    
    Senior DraftspersonThickener 1 Area Sections and Details Sheet 1
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil
    
    Senior DraftspersonThickener 1 Area Sections and Details Sheet 2
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil
    
    Senior DraftspersonThickener 1 Area Tunnel Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonThickener 2 Area Arrangement
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil
    
    Senior DraftspersonThickener 2 Area Sections and Details Sheet 1
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil
    
    Senior DraftspersonThickener 2 Area Sections and Details Sheet 2
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil
    
    Senior DraftspersonThickener 1 Area Tunnel Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonProcess Water Tank/Pump Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonProcess Water Tank/Pump Sections and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonThickener Area Piperack Footing Layout
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonThickener Area Piperack Footing Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonThickener Area Demolition Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonPre-Ox
    
    
    
    
    
    
    
    
    
    
    
    
    
    CivilPre-Ox Area Arrangement
    
    
    1
    
    
    
    60
    
    
    
    60
    
    
    Civil
    
    Senior DraftspersonPre-Ox Area Sections and Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonPre-Ox Area Sections and Details Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonAutoclave Feed Pump Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonAutoclave Feed Pump Sections and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonPre-Ox Area Piperack Footing Layout & Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonPOX
    
    
    
    
    
    
    
    
    
    
    
    
    
    CivilPOX Area Arrangement Sheet 1
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil
    
    Senior DraftspersonPOX Area Arrangement Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonPOX Area Arrangement Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonPOX Area Sections and Details Sheet 1
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil
    
    Senior DraftspersonPOX Area Sections and Details Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonPOX Area Sections and Details Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonAutoclave HP Feed Pump Arrangement
    
    
    1
    
    
    
    60
    
    
    
    50
    
    
    Civil
    
    Senior DraftspersonAutoclave HP Feed Pump Sections and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonVessel Pedestal Footing Arrangement
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil
    
    Senior DraftspersonVessel Pedestal Footing Reinforcement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonVessel Pedestal Footing Reinforcement Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonVessel Pedestal Footing Reinforcement Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonDischarge Vessels Footing Arrangement Sheet 1
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil
    
    Senior DraftspersonDischarge Vessels Footing Arrangement Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonDischarge Vessels Reinforcement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonDischarge Vessels Reinforcement Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonAutoclave Building Arrangement
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil
    
    Senior DraftspersonAutoclave Building Details and Sections Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior Draftsperson
 Page 13 of 18




---



##### Table of Contents



Lycopodium Engineering(LYCOPODIUM ENGINEERING LOGO)
    
    (LYCOPODIUM ENGINEERING LOGO)
 Engineering Design Labour and Expenses EstimateProject:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011  Design Services for Crushing, Conveying, Reclaim, Grinding,Thickening, Pre-Ox and Oxidation Areas
    
    Revision:
    
    0Client:
    
    Lihir Services Australia Pty Ltd
    
    Rev. Date:
    
    11/09/08Location:
    
    Lihir Island, PNG
    
    Job Number:
    
    3024
 Item
    
    AreaNo.
    
    Hours
    
    Hours
    
    
    
    
    
    
    
    
    
    Total
    
    TotalTask List
    
    Off
    
    Each
    
    Total
    
    Disc
    
    Category
    
    Rate
    
    $
    
    $
    
    RevWall Plan Layout Sheet 1
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil
    
    Senior DraftspersonWall Plan Layout Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonWall Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonWall Details Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonFlash Slurry Area Layout
    
    
    1
    
    
    
    80
    
    
    
    80
    
    
    Civil
    
    Senior DraftspersonFlash Slurry Area Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonFlash Slurry Area Details Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonSeal Water Tank & Associated Layout
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonSeal Water Tank & Associated Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonQuench Water Area Arrgt & Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonAgitator Maintenance Area and Pits Arrgt and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonServices Area Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonServices Area Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonPOX Area Demolition Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonMaintenance Crane Work Pad Layout and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonPOX Area Piperack Footing Layout
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonPOX Area Piperack Footing Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonPOX Area, MCC & Transformers Foundations  Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonPOX Area, MCC & Transformers Foundations  Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Civil
    
    Senior DraftspersonCivilCivil Drawings  Standards
    
    
    10
    
    
    
    1
    
    
    
    10
    
    
    Civil
    
    Senior DraftspersonCivilStructural
Drawings
    
    
    145
    
    
    
    5800
    
    
    
    
    
    
    StructuralCrushing
& Conveying
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralCrushing Area, MCC Support Structure  Arrangement & Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonHard Ore
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralSteelwork Arrangement Plans Sheet 1 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Plans Sheet 2 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Elevations Sheet 1 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Elevations Sheet 2 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Details Sheet 1 of 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Details Sheet 2 of 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSoft Ore
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralSteelwork Arrangement Plans Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Elevations Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork
Details Sheet 1 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonConveyors
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralConveyor
1
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralSteelwork Arrangement Plans Sheet 1 of 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Transfer Tower Arrangement Plans and Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Conveyor
2
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralSteelwork Arrangement Plans Sheet 1 of 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Transfer Tower Arrangement Plans and Elevations
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Conveyor
3
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralSteelwork Arrangement Plans Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Steelwork Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Transfer Tower Arrangement Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Transfer Tower Arrangement Elevations and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Conveyor
4
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralSteelwork Arrangement Plans Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Steelwork Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Transfer Tower Arrangement Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Transfer Tower Arrangement Elevations and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Conveyor
5
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralSteelwork Arrangement Plans Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Steelwork Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Transfer Tower Arrangement Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Transfer Tower Arrangement Elevations and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Conveyor
6
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralSteelwork Arrangement Plans Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Steelwork Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Transfer Tower Arrangement Plan
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Transfer Tower Arrangement Elevations and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Road Crossing Structure
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)StructuralReclaim
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructureFGO
Reclaim
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralReclaim Feeder 1 Arrangement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonReclaim Feeder 1 Elevation 1 Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonReclaim Feeder 1 Elevation 1 Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonReclaim Feeder 2 Arrangement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonReclaim Feeder 2 Elevation 1 Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonReclaim Feeder 2 Elevation 1 Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonEmergency Feeder Arrangement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonEmergency Feeder Elevation Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonFGO Feed Conveyor MODS
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonAir Ventilation Support Steelwork
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonHGO
Reclaim
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralReclaim Feeder 1 Arrangement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonReclaim Feeder 1 Elevation 1 Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonReclaim Feeder 1 Elevation 1 Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonReclaim Feeder 2 Arrangement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonReclaim Feeder 2 Elevation 1 Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonReclaim Feeder 2 Elevation 1 Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonEmergency Feeder Arrangement Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonEmergency Feeder Elevation Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSAG Mill Feed Conveyor 1 and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Conveyer 1 Transfer Tower Arrangement Elevations and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)SAG Mill Feed Conveyor 2 and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Conveyer 2 Transfer Tower Arrangement Elevations and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)SAG Mill Feed Conveyor 3 and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Conveyer 3 Transfer Tower Arrangement Elevations and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson (P)Air Ventilation Support Steelwork
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonStructuralGrinding
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralSteelwork Arrangement Plans Sheet 1 (Upper)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior Draftsperson
 Page 14 of 18




---



##### Table of Contents



Lycopodium Engineering(LYEPODIUM LOGO)
    
    
    
    (LYEPODIUM LOGO)
  Project:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011  Design Services for Crushing, Conveying, Reclaim, Grinding,Thickening, Pre-Ox and Oxidation Areas
    
    Revision:
    
    
    0Client:
    
    Lihir Services Australia Pty Ltd
    
    Rev Date:
    
    
    11/09/08Location:
    
    Lihir Island, PNG
    
    Job Number:
    
    
    3024
 Item
    
    AreaNo.
    
    Hours
    
    Hours
    
    
    
    
    
    
    
    
    
    Total
    
    TotalTask List
    
    Off
    
    Each
    
    Total
    
    Disc
    
    Category
    
    Rate
    
    $
    
    $
    
    RevSteelwork Arrangement Plans Sheet 2 (Lower)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Elevations Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Elevations Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Elevations Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Building Plans
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Building Elevations Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Building Elevations Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Details Sheet 1 of 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Details Sheet 2 of 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Details Sheet 2 of 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonMill Guards Arrangement and Details Sheet 1 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonMill Guards Arrangement and Details Sheet 2 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSeals Discharge Conveyor Mods
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonCrushing Area, MCC Support Structure  Arrangement &
Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonStructuralPebble Crushing
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralPebble Conveyor 1 Feed Chute Conveyor Modifications
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonPebble Conveyor 1 Modifications
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonTransfer Magnet Structure Modifications
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonPebble Conveyor 2 Modifications Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonPebble Crusher Main Structure Arrangement
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonPebble Crusher Main Structure Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonPebble Conveyor 3 Modifications Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonPebble Discharge Conveyor Steel Arrangement and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonPebble Discharge Splitter Tower Arrangement and Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonThickener
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralSteelwork Arrangement Plans Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Plans Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Elevations Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Elevations Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Details Sheet 1 of 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonPiperack Arrgt & Details (within area) before BL
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonPre-OX
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralSteelwork Arrangement Plans Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Plans Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Elevations Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Elevations Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonPiperack Arrgt & Details (within area) before BL
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonPOX
    
    
    
    
    
    
    
    
    
    
    
    
    
    StructuralSteelwork Arrangement Plans Sheet 1 of 3 (Upper)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Plans Sheet 2 of 3 (Upper)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Plans Sheet 3 of 3 (Upper)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Plans Sheet 1 of 3 (Lower)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Plans Sheet 2 of 3 (Lower)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Plans Sheet 3 of 3 (Lower)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Details Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Details Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Details Sheet 4
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Details Sheet 5
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonGrating Arrangement Plans Sheet 1 of 2 (Upper)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonGrating Arrangement Plans Sheet 2 of 2 (Upper)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonGrating Arrangement Plans Sheet 1 of 2 (Lower)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonGrating Arrangement Plans Sheet 2 of 2 (Lower)
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Elevations Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Elevations Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Elevations Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Elevations Sheet 4
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Building Plans Sheet 1 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Building Plans Sheet 2 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Building Elevations Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Building Elevations Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Arrangement Building Elevations Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Details Sheet 1 of 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Details Sheet 2 of 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSteelwork Details Sheet 3 of 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonAutoclave Tail Arrangement and Details Sheet 1 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonAutoclave Tail Arrangement and Details Sheet 2 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonServices Misc Steelwork Arrgt and Details Sheet 1 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonServices Misc Steelwork Arrgt and Details Sheet 2 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonAutoclave Tail Piperacks Arrangement and Details Sheet 1 of
2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonAutoclave Tail Piperack Arrangement and Details Sheet 2 of
2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonFlash Quench Vessel Steelwork Sheet 1 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonFlash Quench Vessel Steelwork Sheet 2 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonFlash Quench Vessel Steelwork Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonFlash Quench Vessel Steelwork Details Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonFlash Quench Vessel Steelwork Details Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonScrubber Steelwork Sheet 1 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonScrubber Steelwork Sheet 2 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonScrubber Steelwork Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonScrubber Steelwork Details Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonTail Steelwork Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonTail Steelwork Details Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonTail Steelwork Details Sheet 3
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonTail Misc Steelwork Arrgt and Details Sheet 1 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonTail Misc Steelwork Arrgt and Details Sheet 2 of 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonPipe Support Arrangement and Details Sheet 1 of 4
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonPipe Support Arrangement and Details Sheet 2 of 4
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonPipe Support Arrangement and Details Sheet 3 of 4
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonPipe Support Arrangement and Details Sheet 4 of 4
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonDuct Support Arrangement and Details Sheet 1
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonDuct Support Arrangement and Details Sheet 2
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonPOX Area, MCC Support Structure  Arrangement & Details
    
    
    1
    
    
    
    40
    
    
    
    40
    
    
    Structural
    
    Senior DraftspersonSketches
    
    
    
    
    
    
    
    
    
    
    
    
    
    GeneralMiscellaneous Sketches
    
    
    30
    
    
    
    5
    
    
    
    150
    
    
    General
    
    Lead Draftsperson / CheckerVendor Drawing Review  Mech
    
    
    30
    
    
    
    3
    
    
    
    90
    
    
    General
    
    Lead Draftsperson / Checker




---



##### Table of Contents



Lycopodium Engineering(LYEPODIUM LOGO)
    
    
    
    (LYEPODIUM LOGO)
  Project:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011  Design Services for Crushing, Conveying, Reclaim, Grinding,Thickening, Pre-Ox and Oxidation Areas
    
    Revision:
    
    
    0Client:
    
    Lihir Services Australia Pty Ltd
    
    Rev Date:
    
    
    11/09/08Location:
    
    Lihir Island, PNG
    
    Job Number:
    
    
    3024
 Item
    
    AreaNo.
    
    Hours
    
    Hours
    
    
    
    
    
    
    
    
    
    Total
    
    TotalTask List
    
    Off
    
    Each
    
    Total
    
    Disc
    
    Category
    
    Rate
    
    $
    
    $
    
    RevVendor Drawing Review-Struct wshop drgs
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    GeneralDrafting Coordination
    
    
    7.5
    %
    
    
    16490
    
    
    
    1237
    
    
    General
    
    Lead Draftsperson / CheckerDrafting Supervision
    
    
    1.6
    %
    
    
    16490
    
    
    
    257
    
    
    General
    
    Lead Draftsperson / CheckerDrafting Office Management
    
    
    40
    
    
    
    3
    
    
    
    120
    
    
    General
    
    Drawing Office ManagerDesign Review
    
    
    4
    
    
    
    8
    
    
    
    32
    
    
    General
    
    Lead Draftsperson / CheckerConstruction Support
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    GeneralProject Meetings
    
    
    40
    
    
    
    1
    
    
    
    40
    
    
    General
    
    Lead Draftsperson / CheckerSiteVisits
    
    
    1
    
    
    
    70
    
    
    
    70
    
    
    General
    
    Lead Draftsperson / CheckerAs-Built Drawings
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    GeneralGeneralStructural Drawings-Standards
    
    
    16
    
    
    
    1
    
    
    
    16
    
    
    Structural
    
    Senior DraftspersonStructuralElectrical / Instrument Drawings
    
    
    0
    
    
    
    0
    
    
    
    
    
    
    ElectricalNot in Scope
    
    
    
    
    
    
    
    
    
    
    
    
    
    ElectricalElectricalSketches
    
    
    
    
    
    
    
    
    
    
    
    
    
    GeneralMiscellaneous Sketches
    
    
    20
    
    
    
    5
    
    
    
    100
    
    
    General
    
    Lead Draftsperson / CheckerGeneralVendor Drawing Review  Mech
    
    
    49
    
    
    
    3
    
    
    
    147
    
    
    General
    
    Lead Draftsperson / CheckerVendor Drawing Review  Struct wshop drgs
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    GeneralDrafting Coord / Supervision
    
    
    7.5
    %
    
    
    
    
    
    
    1206
    
    
    General
    
    Lead Draftsperson / CheckerDesign Review
    
    
    4
    
    
    
    8
    
    
    
    32
    
    
    General
    
    Lead Draftsperson / CheckerConstruction Support
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    GeneralProject Meetings
    
    
    40
    
    
    
    2
    
    
    
    80
    
    
    General
    
    Lead Draftsperson / CheckerSite Visits
    
    
    1
    
    
    
    70
    
    
    
    70
    
    
    General
    
    Lead Draftsperson / CheckerAs-Built Drawings
    
    Not in Scope
    
    
    
    
    
    
    
    
    
    GeneralGeneral3D Preliminary Block Modelling
    
    
    
    
    
    
    
    
    
    
    
    
    
    GeneralCrushing Area
    
    
    1
    
    
    
    240
    
    
    
    240
    
    
    General
    
    Senior DraftspersonOverland Conveyors
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    General
    
    Senior DraftspersonReclaim Area
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    General
    
    Senior DraftspersonGrinding Area (including Pebble Circuit)
    
    
    1
    
    
    
    360
    
    
    
    360
    
    
    General
    
    Senior DraftspersonThickening Area
    
    
    1
    
    
    
    180
    
    
    
    180
    
    
    General
    
    Senior DraftspersonPre-Ox Area
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    General
    
    Senior DraftspersonPOX Area
    
    
    1
    
    
    
    400
    
    
    
    400
    
    
    General
    
    Senior Draftsperson3D Final Block Modelling (excluding
detailed piping)
    
    
    
    
    
    
    
    
    
    
    
    
    
    GeneralCrushing Area
    
    
    1
    
    
    
    240
    
    
    
    240
    
    
    General
    
    Senior DraftspersonOverland Conveyors
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    General
    
    Senior DraftspersonReclaim Area
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    General
    
    Senior DraftspersonGrinding Area (including Pebble Circuit)
    
    
    1
    
    
    
    360
    
    
    
    360
    
    
    General
    
    Senior DraftspersonThickening Area
    
    
    1
    
    
    
    180
    
    
    
    180
    
    
    General
    
    Senior DraftspersonPre-Ox Area
    
    
    1
    
    
    
    120
    
    
    
    120
    
    
    General
    
    Senior DraftspersonPOX Area
    
    
    1
    
    
    
    400
    
    
    
    400
    
    
    General
    
    Senior DraftspersonSub Total (Drafting)
    
    
    
    
    
    
    
    
    
    
    39277CONSTRUCTIONNot in ScopeSub Total (Construction)
    
    
    
    
    
    
    
    
    
    
    0COMMISSIONINGNot in ScopeSub Total (Commissioning)
    
    
    
    
    
    
    
    
    
    
    0LABOUR TOTAL
    
    
    
    
    
    
    
    
    
    
    76259
    
    
    
    
    manhours
 EXPENSESEXTERNAL CONSULTANTS
    
    
    
    @
    
    TotalCrusher Modelling (OMC)
    
    
    1Pebble Crusher modelling (OMC)
    
    
    1MOPU-0011 Facilities 1341, 1342, 1343, 1348, 1391, 1410Pipe Stress Analysis
    
    
    1
 HOME OFFICE EXPENSES
    
    
    
    @
    
    TotalDomestic TravelAirfares  Per  Bne  Per
    
    
    10Taxi fares to airport
    
    
    20Accommodation
    
    
    70LAHA Expenses
    
    
    70Travel to PhilippinesAirfares  Bne  Man  Bne
    
    
    2Taxi fares to airport
    
    
    4Accommodation
    
    
    14LAHA Expenses
    
    
    14Travel to SiteAirfares  Bne  Site  Bne
    
    
    12Taxi fares to airport
    
    
    24Accommodation in Transit
    
    
    24Accommodation on Site
    
    
    0
    
    
    
    
    
    
    
    
    
    
    
    
    Free IssueLAHA Expenses
    
    
    60Couriers
    
    
    1Home Office Consumable Expenses (Australia)
    
    
    39,485Home Office Consumable Expenses (Philippines)
    
    
    4,120MOPU-0011 facilities 1341,1342,1343,1348,1391,1410Domestic TravelAirfares  Per  Bne  Per
    
    
    10Taxi fares to airport
    
    
    20




---



##### Table of Contents



Lycopodium Engineering(LYEPODIUM LOGO)
    
    
    
    (LYEPODIUM LOGO)
  Project:
    
    Million Ounce Plant Upgrade ProjectContract:
    
    MOPU-0011  Design Services for Crushing, Conveying, Reclaim, Grinding,Thickening, Pre-Ox and Oxidation Areas
    
    Revision:
    
    
    0Client:
    
    Lihir Services Australia Pty Ltd
    
    Rev Date:
    
    
    11/09/08Location:
    
    Lihir Island, PNG
    
    Job Number:
    
    
    3024
 Item
    
    AreaNo.
    
    Hours
    
    Hours
    
    
    
    
    
    
    
    
    
    Total
    
    TotalTask List
    
    Off
    
    Each
    
    Total
    
    Disc
    
    Category
    
    Rate
    
    $
    
    $
    
    RevAccommodation
    
    
    70LAHA Expenses
    
    
    70Travel to SiteAirfares  Bne  Site  Bne
    
    
    11Taxi fares to airport
    
    
    22Accommodation in Transit
    
    
    22
    
    
    
    
    
    
    
    
    
    
    
    
    Free IssueAccommodation on Site
    
    
    0LAHA Expenses
    
    
    55Couriers
    
    
    1Home Office Consumable Expenses (Perth)
    
    
    32,654OFFICE EXPENSES TOTAL
 SITE EXPENSES
    
    
    
    @
    
    TotalNot in ScopeSITE CONSTRUCTION EXPENSES TOTALLABOUR & EXPENSES TOTAL
    
    
    
    
    
    
    
    
    
    
    
    
    
    
    
    manhours




---



##### Table of Contents



HO, QLD & Manila
    
    Lycopodium Reimbursable Staff List
 Full Name
    
    Billing Title
    
    LocationProject Engineer.
    
    Lycopodium HO / SitesDesign Engineer.Process
    
    Lycopodium HO / SitesLead Draftsperson.
    
    Lycopodium HO / SitesSite Supervisor.
    
    Lycopodium HO / SitesDesign Engineer.Process
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium PhilippinesQC Inspector.
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesLead Estimator.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesDesign Engineer.Graduate
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesProject Engineer.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium PhilippinesDocument Controller.
    
    Lycopodium HO / SitesDocument Controller.
    
    Lycopodium HO / SitesSecretarial.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesProject Engineer.
    
    Lycopodium HO / SitesSenior Procurement Officer.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesAdministration Assistant.
    
    Lycopodium HO / SitesPrincipal Designer.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium QueenslandSenior HSE Advisor.
    
    Lycopodium HO / SitesAdministration Assistant.
    
    Lycopodium HO / SitesLead Design Engineer. Instrumentation
    
    Lycopodium HO / SitesSenior Inspector / Expeditor.
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesDesign Engineer.Mechanical
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesLead Cost Controller.
    
    Lycopodium HO / SitesLead Draftsperson.
    
    Lycopodium PhilippinesSenior Design Engineer.Electrical
    
    Lycopodium HO / SitesProiect Engineer.
    
    Lycopodium HO / SitesLead Project Engineer.
    
    Lycopodium HO / SitesPrincipal Design Engineer.Process
    
    Lycopodium HO / SitesContracts Officer.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesLead Design Engineer.Process Controls
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / Sites
 MOPU -  Lycopodium Engineering Confidential
    
    29/08/2008
    
    Page 1 of 14




---



##### Table of Contents



HO, QLD & Manila
    
    Lycopodium Reimbursable Staff List
 Full Name
    
    Billing Title
    
    LocationLead Project Accountant.
    
    Lycopodium HO / SitesProject Engineer.
    
    Lycopodium HO / SitesSite Supervisor.
    
    Lycopodium HO / SitesPrincipal Design Engineer.Mechanical
    
    Lycopodium HO / SitesProgrammer.
    
    Lycopodium HO / SitesSenior Project Manager.
    
    Lycopodium HO / SitesProject Engineer.
    
    Lycopodium HO / SitesSenior Estimator.
    
    Lycopodium HO / SitesDocument Controller.
    
    Lycopodium HO / SitesCAD Operator.
    
    Lycopodium HO / SitesDesign Engineer.Process
    
    Lycopodium HO / SitesSenior Procurement Officer.
    
    Lycopodium QueenslandProject Controls Engineer.
    
    Lycopodium HO / SitesPlanner.
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesMaterials Manager.
    
    Lycopodium HO / SitesProject Officer.
    
    Lycopodium HO / SitesManager of Construction.Projects
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesStudy Manager.
    
    Lycopodium HO / SitesDocument Controller.
    
    Lycopodium HO / SitesSecretarial.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesSecretarial.
    
    Lycopodium HO / SitesHSE Manager.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesLead Design Engineer.Process
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesHSE Advisor.
    
    Lycopodium HO / SitesProject Accountant.
    
    Lycopodium HO / SitesHSE Advisor.
    
    Lycopodium QueenslandDraftsperson.
    
    Lycopodium HO / SitesDesign Engineer.Electrical
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesHSE Advisor.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesStructural/Mechanical Supervisor.
    
    Lycopodium HO / SitesSenior Consultant.
    
    Lycopodium HO / SitesPrincipal Designer.
    
    Lycopodium HO / SitesAdministration Assistant.
    
    Lycopodium HO / SitesPlanner.
    
    Lycopodium HO / SitesContracts Officer.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / Sites
 MOPU -  Lycopodium Engineering Confidential
    
    29/08/2008
    
    Page 2 of 14




---



##### Table of Contents



HO, QLD & Manila
    
    Lycopodium Reimbursable Staff List
 Full Name
    
    Billing Title
    
    LocationDraftsperson.
    
    Lycopodium HO / SitesGraduate Design Engineer.Electrical
    
    Lycopodium HO / SitesProject Controls Engineer.
    
    Lycopodium HO / SitesProject Engineer.
    
    Lycopodium QueenslandLead Procurement Officer.
    
    Lycopodium HO / SitesDesign Engineer.Process
    
    Lycopodium HO / SitesIT Officer.
    
    Lycopodium HO / SitesCAD Operator.
    
    Lycopodium HO / SitesLead Design Engineer.Electrical
    
    Lycopodium HO / SitesDesign Engineer.Mechanical
    
    Lycopodium QueenslandSenior Project Manager.
    
    Lycopodium HO / SitesLead Project Engineer.
    
    Lycopodium HO / SitesProject Officer.
    
    Lycopodium HO / SitesSenior Project Manager.
    
    Lycopodium QueenslandConstruction Superintendent.
    
    Lycopodium PhilippinesPrincipal Design Engineer.Process
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesLead Design Engineer.Mechanical
    
    Lycopodium HO / SitesDesign Engineer.Mechanical
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium PhilippinesSenior Draftsperson.
    
    Lycopodium HO / SitesSite Supervisor.
    
    Lycopodium HO / SitesProject Accountant.
    
    Lycopodium HO / SitesGraduate Design Engineer.Electrical
    
    Lycopodium HO / SitesSecretarial.
    
    Lycopodium QueenslandPrincipal Design Engineer.Process
    
    Lycopodium HO / SitesTechnical Writer.
    
    Lycopodium HO / SitesLead Cost Controller.
    
    Lycopodium HO / SitesSenior Design Engineer.Process Controls
    
    Lycopodium HO / SitesProject Manager.
    
    Lycopodium HO / SitesDesign Engineer.Process
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium HO / SitesDesign Engineer.Process
    
    Lycopodium HO / SitesSite Supervisor.
    
    Lycopodium HO / SitesAdministration Assistant.
    
    Lycopodium QueenslandDraftsperson.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesDesign Engineer.Process
    
    Lycopodium HO / SitesSenior Design Engineer.Electrical
    
    Lycopodium HO / SitesSenior Consultant.Projects
    
    Lycopodium HO / SitesSenior Design Engineer.Mechanical
    
    Lycopodium HO / SitesProject Engineer.
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / Sites
 MOPU - Lycopodium Engineering Confidential
    
    29/08/2008
    
    Page 3 of 14




---



##### Table of Contents



HO, QLD & Manila
    
    Lycopodium Reimbursable Staff List
 Full Name
    
    Billing Title
    
    LocationHSE Manager.
    
    Lycopodium HO / SitesDocument Controller.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium PhilippinesLead Draftsperson.
    
    Lycopodium HO / SitesContracts Administrator.
    
    Lycopodium HO / SitesSite Engineer.
    
    Lycopodium QueenslandHSE Advisor.
    
    Lycopodium HO / SitesDesign Manager.Electrical
    
    Lycopodium HO / SitesManager of Process.
    
    Lycopodium QueenslandConstruction Manager.
    
    Lycopodium HO / SitesSenior Design Engineer.Civil / Structural
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesDesign Engineer.Graduate
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesPrincipal Designer.
    
    Lycopodium HO / SitesSenior Design Engineer.Electrical
    
    Lycopodium HO / SitesSenior Consultant.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesLead Design Engineer.Process
    
    Lycopodium QueenslandDraftsperson.
    
    Lycopodium HO / SitesPrincipal Design Engineer.Civil / Structural
    
    Lycopodium HO / SitesSenior Procurement Officer.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesCAD Operator.
    
    Lycopodium HO / SitesLead Design Engineer.Mechanical
    
    Lycopodium HO / SitesSenior Design Engineer.Mechanical
    
    Lycopodium QueenslandConstruction Manager.
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesSenior Project Manager.
    
    Lycopodium HO / SitesHR / IR Advisor.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesSite Supervisor.
    
    Lycopodium HO / SitesProcurement Manager.
    
    Lycopodium HO / SitesClerical Assistant.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesCAD Operator.
    
    Lycopodium HO / SitesSenior Contracts Engineer.
    
    Lycopodium HO / SitesHSE Advisor.
    
    Lycopodium HO / SitesSecretarial.
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium HO / SitesAdministration Assistant.
    
    Lycopodium HO / Sites
 MOPU - Lycopodium Engineering Confidential
    
    29/08/2008
    
    Page 4 of 14




---



##### Table of Contents



HO, QLD & Manila
    
    Lycopodium Reimbursable Staff List
 Full Name
    
    Billing Title
    
    LocationLead Design Engineer.Civil / Structural
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium HO / SitesProject Controls Engineer.
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium PhilippinesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium PhilippinesDraftsperson.
    
    Lycopodium PhilippinesDraftsperson.
    
    Lycopodium HO / SitesProcurement Officer.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium QueenslandDraftsperson.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium PhilippinesLead Project Engineer.
    
    Lycopodium HO / SitesLead Cost Controller.
    
    Lycopodium HO / SitesPrincipal Design Engineer.Process
    
    Lycopodium HO / SitesProject Cost Controller.
    
    Lycopodium HO / SitesHSE Advisor.
    
    Lycopodium QueenslandSenior Project Manager.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium PhilippinesDraftsperson.
    
    Lycopodium HO / SitesLead Design Engineer.Process
    
    Lycopodium HO / SitesPrincipal Design Engineer.Process
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesPrincipal Designer.
    
    Lycopodium HO / SitesGraduate Design Engineer.Electrical
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesAdministration Assistant.
    
    Lycopodium QueenslandLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesHSE Advisor.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesSenior Design Engineer.Mechanical
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium HO / SitesPrincipal Design Engineer.Mechanical
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesDesign Engineer.Civil / Structural
    
    Lycopodium HO / SitesSafety Advisor.
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium HO / SitesFacilities Manager.
    
    Lycopodium HO / SitesSupervisor  Mills, Crushers & Conveyors.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesQA/QC Coordinator.
    
    Lycopodium HO / SitesPrincipal Design Engineer.Mechanical
    
    Lycopodium Queensland
 MOPU - Lycopodium Engineering Confidential
    
    29/08/2008
    
    Page 5 of 14




---



##### Table of Contents



HO, QLD & Manila
    
    Lycopodium Reimbursable Staff List
 Full Name
    
    Billing Title
    
    LocationSecretarial.
    
    Lycopodium HO / SitesProject Manager.
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesSite Superintendent.
    
    Lycopodium HO / SitesCommercial Manager.
    
    Lycopodium HO / SitesLead Design Engineer.Piping
    
    Lycopodium HO / SitesDesign Manager.Process Controls
    
    Lycopodium HO / SitesAdministration Assistant.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesProject Cost Controller.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesLead Estimator.
    
    Lycopodium HO / SitesSenior Estimator.
    
    Lycopodium HO / SitesStudy Manager.
    
    Lycopodium QueenslandProject Cost Controller.
    
    Lycopodium HO / SitesPrincipal Design Engineer.Electrical
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium HO / SitesEngineer.Graduate
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium HO / SitesProject Services Manager.
    
    Lycopodium HO / SitesCAD Operator.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesSite Supervisor.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesProject Accountant.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesAdministration Assistant.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium QueenslandSenior Planner.
    
    Lycopodium HO / SitesConstruction Superintendent.
    
    Lycopodium QueenslandHR / IR Advisor.
    
    Lycopodium HO / SitesPrincipal Design Engineer.Mechanical
    
    Lycopodium HO / SitesConstruction Superintendent.
    
    Lycopodium HO / SitesDocument Controller.
    
    Lycopodium HO / SitesAdministration Assistant.
    
    Lycopodium QueenslandStudy Manager.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesDocument Controller.
    
    Lycopodium HO / SitesSenior Design Engineer.Electrical
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium HO / Sites
 MOPU - Lycopodium Engineering Confidential
    
    29/08/2008
    
    Page 6 of 14




---



##### Table of Contents



HO, QLD & Manila
    
    Lycopodium Reimbursable Staff List
 Full Name
    
    Billing Title
    
    LocationDesign Engineer. Process
    
    Lycopodium QueenslandContracts Administrator.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium PhilippinesHSE Advisor.
    
    Lycopodium HO / SitesGraduate Design Engineer.Electrical
    
    Lycopodium HO / SitesLead Contracts Engineer.
    
    Lycopodium HO / SitesSoftware Engineer.
    
    Lycopodium HO / SitesLead Cost Controller.
    
    Lycopodium HO / SitesGraduate Design Engineer.Electrical
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesLead Design Engineer. Process
    
    Lycopodium HO / SitesLead Design Engineer.Process
    
    Lycopodium HO / SitesSecretarial.
    
    Lycopodium HO / SitesHSE Advisor.
    
    Lycopodium HO / SitesSenior Design Engineer.Process Controls
    
    Lycopodium HO / SitesDesign Engineer.Electrical
    
    Lycopodium HO / SitesDocument Controller.
    
    Lycopodium HO / SitesLead Design Engineer.Civil / Structural
    
    Lycopodium QueenslandLead Draftsperson.
    
    Lycopodium HO / SitesSecretarial.
    
    Lycopodium HO / SitesProgrammer.
    
    Lycopodium HO / SitesLead Estimator.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium PhilippinesProject Accountant.
    
    Lycopodium HO / SitesLead Contracts Engineer.
    
    Lycopodium HO / SitesHR / IR Advisor.
    
    Lycopodium HO / SitesEstimating Manager.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium QueenslandCAD Operator.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesLead Estimator.
    
    Lycopodium HO / SitesSenior Consultant. Process
    
    Lycopodium HO / SitesConstruction Superintendent.
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesLead Design Engineer.Electrical
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium HO / SitesSenior Design Engineer.Mechanical
    
    Lycopodium HO / SitesCorporate Counsel.
    
    Lycopodium HO / SitesGraduate Design Engineer.Electrical
    
    Lycopodium HO / SitesLead Cost Controller.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesPrincipal Designer.
    
    Lycopodium HO / SitesEstimator.
    
    Lycopodium HO / Sites
 MOPU - Lycopodium Engineering Confidential
    
    29/08/2008
    
    Page 7 of 14




---



##### Table of Contents



HO, QLD & Manila
    
    Lycopodium Reimbursable Staff List
 Full Name
    
    Billing Title
    
    LocationPrincipal Engineer.Civil / Structural
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesSecretarial.
    
    Lycopodium HO / SitesSenior Contracts Engineer.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium PhilippinesDraftsperson.
    
    Lycopodium PhilippinesChief Information Officer.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesSite Supervisor.Earthworks
    
    Lycopodium HO / SitesAdministration Assistant.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesSenior Procurement Officer.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesLead Project Engineer.
    
    Lycopodium HO / SitesSecretarial.
    
    Lycopodium HO / SitesProject Engineer.Graduate
    
    Lycopodium HO / SitesProgrammer.
    
    Lycopodium HO / SitesDrawing Office Manager.
    
    Lycopodium QueenslandSenior Consultant.
    
    Lycopodium HO / SitesSite Supervisor.
    
    Lycopodium HO / SitesSenior Design Engineer.Mechanical
    
    Lycopodium PhilippinesProject Engineer.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesProject Manager,
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesPrincipal Design Engineer.Mechanical
    
    Lycopodium QueenslandSenior Draftsperson.
    
    Lycopodium HO / SitesLead Document Controller.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesDesign Engineer.Graduate
    
    Lycopodium HO / SitesStudy Manager.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesSenior Design Engineer.Mechanical
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesHuman Resources Manager.
    
    Lycopodium HO / SitesHSE Advisor.
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesLead Draftsperson.
    
    Lycopodium HO / SitesProject Engineer.
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / Sites
 MOPU - Lycopodium Engineering Confidential
    
    29/08/2008
    
    Page 8 of 14




---



##### Table of Contents



HO, QLD & Manila
    
    Lycopodium Reimbursable Staff List
 Full Name
    
    Billing Title
    
    LocationClerical Assistant.
    
    Lycopodium HO / SitesDesign Manager.
    
    Lycopodium PhilippinesProject Engineer.
    
    Lycopodium PhilippinesSenior Design Engineer.Process
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium QueenslandProgrammer.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium QueenslandProject Engineer.
    
    Lycopodium HO / SitesProject Controls Engineer.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesStructural/Mechanical Supervisor.
    
    Lycopodium HO / SitesDesign Engineer.Mechanical
    
    Lycopodium QueenslandElectrical Supervisor.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesSenior Planner.
    
    Lycopodium HO / SitesProject Manager.
    
    Lycopodium HO / SitesLead Design Engineer.
    
    Lycopodium QueenslandDraftsperson.
    
    Lycopodium HO / SitesConstruction Manager.
    
    Lycopodium HO / SitesPrincipal Designer.
    
    Lycopodium HO / SitesLead Draftsperson.
    
    Lycopodium HO / SitesCAD Operator.
    
    Lycopodium HO / SitesSenior Design Engineer.Process
    
    Lycopodium HO / SitesConstruction Manager.
    
    Lycopodium HO / SitesSite Supervisor.
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesCAD Operator.
    
    Lycopodium HO / SitesSenior Document Controller.
    
    Lycopodium HO / SitesProject Officer.
    
    Lycopodium HO / SitesLead Design Engineer.lnstrumentation
    
    Lycopodium HO / SitesLead Design Engineer.Mechanical
    
    Lycopodium HO / SitesProcurement Officer.
    
    Lycopodium HO / SitesSafety Advisor.
    
    Lycopodium HO / SitesLead Contracts Engineer.
    
    Lycopodium HO / SitesSenior Consultant.
    
    Lycopodium HO / SitesProject Engineer.
    
    Lycopodium HO / SitesDesign Engineer.Process Controls
    
    Lycopodium HO / SitesProject Officer.
    
    Lycopodium HO / SitesSenior Consultant.
    
    Lycopodium HO / SitesCommercial Manager.
    
    Lycopodium HO / SitesLead Cost Controller.
    
    Lycopodium HO / SitesLead Project Engineer.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / Sites
 MOPU - Lycopodium Engineering Confidential
    
    29/08/2008
    
    Page 9 of 14




---



##### Table of Contents



HO, QLD & Manila
    
    Lycopodium Reimbursable Staff List
 Full Name
    
    Billing Title
    
    LocationLead Draftsperson/Area Leader/Checker.
    
    Lycopodium QueenslandCAD Operator.
    
    Lycopodium PhilippinesDraftsperson.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesDesign Engineer.Process
    
    Lycopodium HO / SitesPrincipal Design Engineer.Process
    
    Lycopodium QueenslandSenior Design Engineer.Electrical
    
    Lycopodium HO / SitesDesign Engineer.Mechanical
    
    Lycopodium HO / SitesLead Procurement Officer.
    
    Lycopodium HO / SitesProject Engineer.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesSite Supervisor.
    
    Lycopodium HO / SitesPrincipal Designer.Mechanical
    
    Lycopodium HO / SitesSite Engineer.
    
    Lycopodium HO / SitesConstruction Superintendent.
    
    Lycopodium HO / SitesHSE Advisor.
    
    Lycopodium HO / SitesFinancial Controller.
    
    Lycopodium HO / SitesSite Superintendent.
    
    Lycopodium HO / SitesPrincipal Design Engineer.Mechanical
    
    Lycopodium HO / SitesCAD Operator.
    
    Lycopodium HO / SitesEngineering Coordinator.
    
    Lycopodium HO / SitesPrincipal Designer.
    
    Lycopodium QueenslandLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesLead Project Controls Engineer.
    
    Lycopodium HO / SitesHSE Advisor.
    
    Lycopodium HO / SitesHR / IR Advisor.
    
    Lycopodium HO / SitesProcurement Officer.
    
    Lycopodium HO / SitesStudy Manager.
    
    Lycopodium HO / SitesLead Design Engineer.Process
    
    Lycopodium HO / SitesPrincipal Designer.Piping
    
    Lycopodium HO / SitesDesign Engineer.Process
    
    Lycopodium HO / SitesSenior Procurement Officer.
    
    Lycopodium HO / SitesConstruction Superintendent.
    
    Lycopodium HO / SitesTechnical Writer.
    
    Lycopodium HO / SitesLead Cost Engineer.
    
    Lycopodium HO / SitesPrincipal Designer.Structural
    
    Lycopodium HO / SitesDesign Engineer.Electrical
    
    Lycopodium HO / SitesLead Project Engineer.
    
    Lycopodium HO / SitesAdministration Assistant.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium PhilippinesDesign Engineer.Graduate
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesClerical Assistant.
    
    Lycopodium HO / SitesAdministration Manager.
    
    Lycopodium QueenslandProject Engineer.
    
    Lycopodium HO / Sites
 MOPU - Lycopodium Engineering Confidential
    
    29/08/2008
    
    Page 10 of 14




---



##### Table of Contents



HO, QLD & Manila
    
    Lycopodium Reimbursable Staff List
 Full Name
    
    Billing Title
    
    LocationTechnical Clerk.
    
    Lycopodium HO / SitesPrincipal Design Engineer.
    
    Lycopodium QueenslandAdministration Assistant.
    
    Lycopodium HO / SitesManager of Process.
    
    Lycopodium HO / SitesProject Controls Engineer.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium QueenslandProcurement Officer.
    
    Lycopodium HO / SitesSenior Contracts Engineer.
    
    Lycopodium HO / SitesSenior Consultant.Design
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesProject Engineer.
    
    Lycopodium HO / SitesPrincipal Design Engineer.Process
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesProject Engineer.
    
    Lycopodium HO / SitesSite Clerk.
    
    Lycopodium HO / SitesLead Draftsperson.
    
    Lycopodium PhilippinesDrawing Office Manager.
    
    Lycopodium HO / SitesSenior Design Engineer.Process Controls
    
    Lycopodium HO / SitesCAD Operator.
    
    Lycopodium PhilippinesEstimating Manager.
    
    Lycopodium HO / SitesProject Controls Manager.
    
    Lycopodium HO / SitesCorporate Counsel.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesLead Design Engineer.Process
    
    Lycopodium HO / SitesSenior Design Engineer.Process
    
    Lycopodium QueenslandDesign Engineer.Process
    
    Lycopodium HO / SitesHSE Advisor.
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesPrincipal Design Engineer.Civil / Structural
    
    Lycopodium HO / SitesSite Supervisor.
    
    Lycopodium HO / SitesConstruction Manager.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesLead Procurement Officer.
    
    Lycopodium HO / SitesDesign Engineer.Electrical
    
    Lycopodium HO / SitesProject Engineer.
    
    Lycopodium HO / SitesDesign Engineer.Process
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesSenior Design Engineer.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium PhilippinesHSE Manager.
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium HO / Sites
 MOPU - Lycopodium Engineering Confidential
    
    29/08/2008
    
    Page 11 of 14




---



##### Table of Contents



HO, QLD & Manila
    
    Lycopodium Reimbursable Staff List
 Full Name
    
    Billing Title
    
    LocationLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesProject Engineer.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesSenior Design Engineer.Electrical
    
    Lycopodium HO / SitesIT Officer.
    
    Lycopodium HO / SitesLead Design Engineer.Mechanical
    
    Lycopodium HO / SitesProject Engineer.
    
    Lycopodium HO / SitesDesign Engineer.Mechanical
    
    Lycopodium HO / SitesDesign Engineer.Process
    
    Lycopodium HO / SitesSenior Design Engineer.Electrical / Instrumentation
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesIT Officer.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesSite Superintendent.
    
    Lycopodium HO / SitesConstruction Superintendent.
    
    Lycopodium HO / SitesSite Supervisor.
    
    Lycopodium HO / SitesSenior Contracts Engineer.
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesDesign Engineer.Mechanical
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesProject Engineer.Graduate
    
    Lycopodium HO / SitesSite Superintendent.
    
    Lycopodium PhilippinesLead Cost Controller.
    
    Lycopodium HO / SitesSite Supervisor.
    
    Lycopodium HO / SitesLead Cost Controller.
    
    Lycopodium HO / SitesSite Superintendent.
    
    Lycopodium HO / SitesSite Supervisor.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesSenior Design Engineer.Electrical
    
    Lycopodium HO / SitesSenior Design Engineer.Electrical
    
    Lycopodium HO / SitesSenior Design Engineer.Electrical
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium PhilippinesManager of Engineering.
    
    Lycopodium HO / SitesDesign Engineer.Mechanical
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesDesign Engineer.Process
    
    Lycopodium HO / SitesHSE Advisor.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesGraduate Design Engineer.Electrical
    
    Lycopodium HO / SitesSenior Design Engineer.Civil / Structural
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium QueenslandPrincipal Designer.
    
    Lycopodium HO / SitesProject Controls Officer.
    
    Lycopodium HO / SitesContracts Officer.
    
    Lycopodium HO / Sites
 MOPU - Lycopodium Engineering Confidential
    
    29/08/2008
    
    Page 12 of 14




---



##### Table of Contents



HO, QLD & Manila
    
    Lycopodium Reimbursable Staff List
 Full Name
    
    Billing Title
    
    LocationProcurement Officer.
    
    Lycopodium HO / SitesSite Supervisor. Earthworks
    
    Lycopodium HO / SitesCAD Operator.
    
    Lycopodium HO / SitesCAD Operator.
    
    Lycopodium HO / SitesLead Draftsperson.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesLead Design Engineer. Electrical
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesSenior Design Engineer.Mechanical
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesSenior HSE Advisor.
    
    Lycopodium HO / SitesSite Supervisor.
    
    Lycopodium PhilippinesLead Design Engineer.Mechanical
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesProgrammer.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesCAD Operator.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium HO / SitesAdministration Assistant.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesProject Engineer.
    
    Lycopodium HO / SitesLead Design Engineer. Electrical
    
    Lycopodium HO / SitesSenior Project Manager.
    
    Lycopodium HO / SitesCAD Operator.
    
    Lycopodium HO / SitesManager of Studies.
    
    Lycopodium HO / SitesSecretarial.
    
    Lycopodium HO / SitesLead Design Engineer.Electrical
    
    Lycopodium HO / SitesProject Engineer.Graduate
    
    Lycopodium HO / SitesSenior Inspector / Expeditor.
    
    Lycopodium HO / SitesSenior Project Engineer.
    
    Lycopodium HO / SitesStudy Manager.
    
    Lycopodium HO / SitesLead Design Engineer.Process
    
    Lycopodium HO / SitesEngineering Coordinator.
    
    Lycopodium HO / SitesDesign Engineer.Mechanical
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesAdministration Assistant.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesDesign Engineer.Process Controls
    
    Lycopodium HO / SitesLead Draftsperson/Area Leader/Checker.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesLead Design Engineer.Process
    
    Lycopodium Queensland
 MOPU - Lycopodium Engineering Confidential
    
    29/08/2008
    
    Page 13 of 14




---



##### Table of Contents



HO, QLD & Manila
    
    Lycopodium Reimbursable Staff List
 Full Name
    
    Billing Title
    
    LocationSenior Draftsperson.
    
    Lycopodium HO / SitesDraftsperson.
    
    Lycopodium QueenslandSenior Draftsperson.
    
    Lycopodium HO / SitesSenior Design Engineer.Mechanical
    
    Lycopodium HO / SitesSecretarial.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesPlanner.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesSenior Draftsperson.
    
    Lycopodium HO / SitesDesign Engineer.Mechanical
    
    Lycopodium HO / SitesDesign Engineer.Civil / Structural
    
    Lycopodium HO / SitesProcurement Officer.
    
    Lycopodium HO / SitesDocument Control Manager.
    
    Lycopodium HO / SitesSenior Design Engineer.Instrumentation
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesConstruction Superintendent.
    
    Lycopodium HO / SitesLead Project Engineer.
    
    Lycopodium HO / SitesLead Project Accountant.
    
    Lycopodium HO / SitesSite Supervisor.
    
    Lycopodium HO / SitesHR / IR Advisor.
    
    Lycopodium HO / SitesSite Supervisor. Earthworks
    
    Lycopodium HO / SitesLead Design Engineer.Civil / Structural
    
    Lycopodium HO / SitesSenior Design Engineer.Civil / Structural
    
    Lycopodium HO / SitesDesign Engineer.Mechanical
    
    Lycopodium HO / SitesDesign Engineer.Electrical
    
    Lycopodium HO / SitesClerical Assistant.
    
    Lycopodium HO / SitesTechnical Clerk.
    
    Lycopodium HO / SitesProject Controls Officer.
    
    Lycopodium QueenslandSenior Consultant.
    
    Lycopodium Queensland
 MOPU - Lycopodium Engineering Confidential
    
    29/08/2008
    
    Page 14 of 14




---



##### Table of Contents



APPENDIX 2
 PROJECT SPECIFICATIONS
 CONTENTS
 §
    
    PROJECT REFERENCE§
    
    ENGINEERING DESIGN  GENERAL REQUIREMENTS§
    
    TECHNICAL SCOPE OF WORK  GRINDING AND OXIDATION FACILITIES§
    
    TECHNICAL SCOPE OF WORK  CRUSHING AND CONVEYING FACILITIES§
    
    PROCESS DESIGN CRITERIA§
    
    BATTERY LIMITS  POX AREA




---



##### Table of Contents



MILLION OUNCE PLANT UPGRADE
PROJECT
 PROJECT REFERENCE
 Revision
    
    Date
    
    Author
    
    Approved By
    
    Comments02
    
    15/9/08
    
    BE
    
    
    
    Update Appendix C01
    
    17/6/08
    
    CW
    
    
    
    Update of cross references in Sections 5.1 and 6.300
    
    14/05/08
    
    CW
    
    
    
    Initial Project Issue




---



##### Table of Contents



1 INTRODUCTION
    
    
    32 PROJECT DETAILS
    
    
    32.1 Title
    
    
    32.2 ProjectID Code
    
    
    32.3 Project Address
    
    
    33 GENERAL INFORMATION
    
    
    34 PROJECT DEFINITION
    
    
    35 PROJECT STRUCTURE
    
    
    35.1 Facility Numbering
    
    
    36 DRAWING CONVENTIONS
    
    
    46.1 Relevant Specifications
    
    
    46.2 Drawing Structure
    
    
    46.3 Project Titleblock
    
    
    46.4 Electronic Filenames
    
    
    46.5 Electronic Formats
    
    
    57 LABELING CONVENTIONS
    
    
    57.1 Relevant Specifications
    
    
    57.2 Equipment Numbering
    
    
    57.3 Loop Numbering
    
    
    57.4 Pipe Labeling
    
    
    68 PROJECT DOCUMENTATION
    
    
    69 CORRESPONDENCE
    
    
    69.1 General
    
    
    69.2 Formal Transmittal of Information
    
    
    710 TECHNICAL SPECIFICATIONS
    
    
    711 SURVEY DATUMS
    
    
    712 COMMUNITY PROVISIONS
    
    
    813 SOIL GEOCHEMISTRY
    
    
    814 EARTHWORKS DESIGN CONSTRAINTS
    
    
    814.1 Sourcing of Borrow Material
    
    
    814.2 Disposal of Excavated Spoil
    
    
    915 ECONOMIC COMPARISONS
    
    
    9APPENDIX A  LIST OF FEASIBILITY STUDY DESIGN OUTPUTS
    
    
    10APPENDIX B  PROJECT FACILITY NUMBERS
    
    
    11APPENDIX C  LIST OF STANDARD SPECIFICATIONS
    
    
    13
 MOPU-0000-02-S-Project Reference
    
    Page 2 of 15




---



##### Table of Contents



1 INTRODUCTION
  2 PROJECT DETAILS
 2.1 TITLE
  LGL
Million Ounce Plant Upgrade Project
 2.2 PROJECT ID CODE
 MOPU.
 2.3 PROJECT ADDRESS
  
  3 GENERAL INFORMATION
  4 PROJECT DEFINITION
  5 PROJECT STRUCTURE
 5.1 FACILITY NUMBERING
   MOPU-0000-02-S-Project Reference
    
    Page 3 of 15




---



##### Table of Contents




    
    Process piping runs (and associated equipment) between facilities
shall be
labelled with the facility number of the source of flow
    
    Equipment and associated piping runs for compressed air, reagent and
water
utilities shall be labelled with the facility number of that utility irrespective of
location in the plant.
 6 DRAWING CONVENTIONS
 6.1 RELEVANT SPECIFICATIONS
  6.2 DRAWING STRUCTURE
   6.3 PROJECT TITLEBLOCK
      6.4 ELECTRONIC FILENAMES
  MOPU-0000-02-S-Project Reference
    
    Page 4 of 15




---



##### Table of Contents



Drawing Number
    
    Electronic Filename1341-C-2046 Rev 2
    
    MOPU-1341c2046_2.dwg
  6.5 ELECTRONIC FORMATS
    7 LABELING CONVENTIONS
 7.1 RELEVANT SPECIFICATIONS
  7.2 EQUIPMENT NUMBERING
   7.3 LOOP NUMBERING
  MOPU-0000-02-S-Project Reference
    
    Page 5 of 15




---



##### Table of Contents



7.4 PIPE LABELING
   8 PROJECT DOCUMENTATION
 All project documentation including reports, datasheets, databases, drawing lists, purchase
information, IOM documentation, etc shall comply with the Project Instructions, Standard
Specification for Vendor Documentation (Specification A003) and Standard Specification for Piping
Information (Specification A005).
  
    
    Information shall be collated in the identified formats to facilitate ready
incorporation into other project databases.
    
    Each document shall be cross referenced against all relevant equipment items to
enable database searching by equipment number.
    
    All pdf documents of greater than 10 pages length shall include interactive
bookmarks to allow ready navigation to each item in the document table of contents.
 9 CORRESPONDENCE
 9.1 GENERAL
  
    
    The email shall be addressed to both the project email address
and the intended recipient of the email.
    
    The caption in the email subject line shall be of the form AAAA-BBBB-C-DDD-EEEE,
where AAAA is the Project ID Code, BBBB is the relevant four character work package
number (eg Contract Number or Purchase Order number), C is single character code
identifying the email originator (as
 MOPU-0000-02-S-Project Reference
    
    Page 6 of 15




---



##### Table of Contents



identified below), DDD is a sequential correspondence counter for the particular
Contract, and EEEE is a descriptive title (of as many characters as required) to clearly
identify and distinguish the email subject.
  9.2 FORMAL TRANSMITTAL OF INFORMATION
  
    
    A sequential transmittal number.
    
    The electronic filename and a description of each drawing / document being
transmitted. Suitable descriptions would include the last two lines of a drawing
titleblock or a brief summation of document purpose or content.
    10 TECHNICAL SPECIFICATIONS
  11 SURVEY DATUMS
  Coordinates and
    
    AMG CoordinatesParameter
    
    RL to "Lihir Grid"
    
    and RLEasting
    
    
    11843.12
    
    
    
    461842.3Northing
    
    
    5030.31
    
    
    
    9655030.1RL
    
    
    18.50
    
    
    
    18.60
   MOPU-0000-02-S-Project Reference
    
    Page 7 of 15




---



##### Table of Contents



12 COMMUNITY PROVISIONS
  
    
    General earthworks and drainage construction.
    
    Construction of culverts, gabions and other site works.
    
    Bending of rebar for concrete works.
    
    General concrete construction for minor slabs and footings.
    
    Supply of pre-cast concrete units.
    
    Prefabrication of pipe spools.
    
    Construction of buried piping.
 13 SOIL GEOCHEMISTRY
  
    
    pH 5.4
    
    Chloride concentration of 50-60 mg/kg Cl
    
    Sulphate concentration of 200 mg/kg SO4
 14 EARTHWORKS DESIGN CONSTRAINTS
 14.1 SOURCING OF BORROW MATERIAL
    MOPU-0000-02-S-Project Reference
    
    Page 8 of 15




---



##### Table of Contents



14.2 DISPOSAL OF EXCAVATED SPOIL
  15 ECONOMIC COMPARISONS
  MOPU-0000-02-S-Project Reference
    
    Page 9 of 15




---



##### Table of Contents



Appendix A List of Feasibility Study Design Outputs
 Volume
    
    Description2.3
    
    Project Summary3.3.1
    
    Project Constructability Plan3.3.2
    
    Crushing, Conveying and Stockpile Summary Report3.3.3
    
    Grinding Summary Report3.3.4
    
    Oxygen Plant Summary Report3.3.5
    
    Pressure Oxidation Summary Report3.3.6
    
    Thickening / Mill Water Summary Report3.3.7
    
    NCA Summary Report3.3.8
    
    Tailings Summary Report3.3.9
    
    Electrical Summary Report3.3.10
    
    Raw Water Summary Report3.3.11
    
    Treated Water Summary Report3.3.12
    
    Seawater Summary Report3.3.13
    
    Piping Summary Report3.3.14
    
    Feasibility Study Drawings
 MOPU-0000-02-S-Project Reference
    
    Page 10 of 15




---



##### Table of Contents



Appendix B Project Facility Numbers
 Facility
    
    Facility Name
    
    Facility Description1314
    
    Primary Crushing
    
    New crushing plant for the MOPU project including
crusher discharge conveyor1315
    
    Primary Conveying
    
    New primary conveying system for the MOPU project
including any crossovers to the existing primary
conveying system.1316
    
    Ore Stacking
    
    New stacking conveyor for the MOPU project1325
    
    Ore Reclaim
    
    Ore reclaim facilities for HGO Grinding and
Classification Circuit No 2.1326
    
    Grinding & Classification
    
    HGO Grinding and Classification Circuit No 2.1341
    
    Grind Thickening
    
    New grind thickening facilities.1342
    
    Pre-Oxidation Storage
    
    All pre-oxidation infrastructure including
existing facilities.1343
    
    Pressure Oxidation
    
    All pressure oxidation infrastructure including
existing facilities.1345
    
    CCD Wash Thickening  Train 1
    
    CCD wash thickening facilities for Train 1.1349
    
    CCD Wash Thickening  Train 2
    
    CCD wash thickening facilities for Train 2.1351
    
    Neutralisation, Cyanidation and
Adsorption
    
    All Neutralisation, Cyanidation and Adsorption
facilities including both NCA Circuit No 1 and NCA
Circuit No 2.1361
    
    Gold Recovery and Carbon
Regeneration
    
    All gold recovery and carbon regeneration
facilities including existing infrastructure.1391**
    
    Plant Area Services
    
    Mill water pumps and distribution piping.1392
    
    Plant Air Systems
    
    All plant air systems and distribution piping
including existing infrastructure.1393
    
    Process Control System
    
    All Process Control Systems including existing
infrastructure.1396
    
    Steam Facility
    
    Installation / upgrade of steam boilers or heat
recovery units for the express purpose of process steam
generation, as well as steam distribution piping for
both high pressure (HP) and low pressure (LP) steam
services.1397
    
    Plant Site Drainage
    
    Installation / upgrade of general site drainage
works including site grading, catchment drains,
drainage control bunding, etc. 
Any drainage works
involving excavation or profiling of roads shall be
separately covered under facility 1398.1398
    
    Plant Site Roads
    
    All roadworks within the plant site including
installation / upgrade of utility and piping culverts
and installation / upgrade of road drainage works.1410
    
    Reagent Handling
    
    All reagent supply and handling systems including
existing infrastructure.1420
    
    Lime Production and Handling
    
    All lime supply and handling systems including
existing infrastructure.1560
    
    New Oxygen Plant
    
    New oxygen plant for the MOPU project.1611
    
    Tails Collection System
    
    Collection chambers and piping between the CCD
wash thickening / NCA overflows and tailings
de-aeration tanks (both new and existing).
 MOPU-0000-02-S-Project Reference
    
    Page 11 of 15




---



##### Table of Contents



Facility
    
    Facility Name
    
    Facility Description1615
    
    Tails Detoxification Facility
    
    New detoxification facility for the
MOPU project.1621
    
    Tails Disposal System
    
    New tailings de-aeration tank and
outfall for the MOPU project.1720
    
    Electrical Distribution and Control
    
    All electrical distribution and
control infrastructure including existing
facilities.1770
    
    MOPU Geothermal Power
    
    Additional geothermal generating
capacity and associated infrastructure
associated with the MOPU project.1780
    
    Power Transmission Lines
    
    Power transmission from new geothermal
power stations to the process plant plus
power transmission to the Wurtol
Weir.1810
    
    Treated Water Systems
    
    All treatment and distribution of
primary treated water (filtered /clarified),
potable water and
demineralised water services, including
existing infrastructure.1824**
    
    Raw Water Distribution
    
    All raw water distribution piping fed
from the Londolovit water supply including
existing infrastructure.1825
    
    Wurtol Weir & Pump Station
    
    Civil, structural and concrete works
for the Wurtol weir and pump station.1826
    
    Wurtol Raw Water Supply
    
    Pumps and transfer pipeline for raw
water supply from Wurtol Weir.1830
    
    Seawater Supply and Distribution
    
    All seawater supply, distribution and
return facilities including existing
infrastructure.1920
    
    Bulk Commodity Storages
    
    Reclamation of small boat harbour.2010
    
    Berthing Facilities
    
    Roll-on / Roll-off Facility.2101
    
    Support Facilities
    
    Warehousing and workshops.2240**
    
    Fire Protection Services
    
    All fire water piping including
existing infrastructure.
 
 **
    
    Work in these areas has been consolidated under Facility 1391 for budgeting and cost control
purposes. However, labelling of pipes and drawings shall reflect the full breakdown of facilities
identified in this Appendix B. MOPU-0000-02-S-Project Reference
    
    Page 12 of 15




---



##### Table of Contents



Appendix C List of Standard Specifications
 Administrative Specifications
 Spec.Number
    
    TitleA001
    
    Project InstructionsA002
    
    AutoCAD DrawingsA003
    
    Vendor DocumentationA004
    
    Register Project InformationA005A006A007
    
    Loop NumberingA008
    
    Standard Transmittal Form
 Technical Specifications  Design
 Spec.Number
    
    TitleE100
    
    General Electrical SpecificationE101
    
    DCS and Control SystemD002
    
    Civil & Structural Design CriteriaD003
    
    Mechanical Design CriteriaD004
    
    Piping Design Criteria
 Technical Specifications  Construction
 General
 Spec.Number
    
    TitleG001
    
    Site Data and Project InformationG002
    
    Packaging and Shipping
 Electrical
 Spec.Number
    
    TitleE001
    
    Low Voltage Motor Control CentresE002
    
    HV SwitchgearE003
    
    Transportable SwitchroomsE004
    
    Power TransformersE005
    
    LV MotorsE006
    
    Instruments and Field DevicesE007
    
    LV CableE008
    
    HV CableE009
    
    Variable Speed Drives
  Page 13 of 15




---



##### Table of Contents



Civil and Structural
 Spec.Number
    
    TitleS001
    
    Bulk EarthworksS002
    
    Sheet PilingS003
    
    General Civil WorksS004
    
    ConcreteS005
    
    Concrete MasonryS006
    
    Structural SteelworkS007
    
    CladdingS008
    
    Grouting
 Mechanical
 Spec.Number
    
    TitleM001
    
    AgitatorsM002
    
    Cranes, Monorails and HoistsM003
    
    Compressed Air ServicesM004
    
    Conveyor EquipmentM005
    
    Fans and BlowersM006
    
    Linear ScreensM007M008M009
    
    PumpsM010
    
    SignageM011M012
    
    Tank FabricationM013M100
    
    Mechanical Equipment InstallationM101
    
    Equipment Noise LevelsM102
    
    InsulationM103
    
    Protective Coatings
 Piping
 Spec.Number
    
    TitleP001P002
    
    Piping SystemsP003
    
    Piping Design StandardsP004
    
    Valve Technical Specification & IndexP005
    
    Specialty Piping ItemsP006
    
    Standard Pipe Support DetailsP007
    
    Fabrication, Inspection & Testing of PipingP008
    
    Packaged Equipment PipingP009
    
    Supply, Installation & Testing of Rubber LiningP010
    
    Supply, Installation & Testing of Cement Lining for PipeP011
    
    Purchase Specification for Pipe, Fittings & FlangesP012
    
    Purchase Specification for Stud Bolts, Nuts & GasketsP013
    
    Purchase Specification for Valves
  Page 14 of 15




---



##### Table of Contents



Page 15 of 15




---



##### Table of Contents



MILLION OUNCE PLANT UPGRADE
PROJECT
 ENGINEERING DESIGN
GENERAL REQUIREMENTS
 ApprovedRevision
    
    Date
    
    Author
    
    By
    
    Comments00
    
    14/05/08
    
    CW
    
    
    
    Issued for Tender




---



##### Table of Contents



Table of Contents
 1 INTRODUCTION
    
    
    32 GENERAL SCOPE
    
    
    33 ENGINEERING ADMINISTRATION
    
    
    33.1 Objectives
    
    
    33.2 Administrative Tasks
    
    
    34 FRONT END ENGINEERING DESIGN (FEED)
    
    
    44.1 Objectives
    
    
    44.2 FEED Tasks
    
    
    44.2.1 General
    
    
    44.2.2 Site Conditions
    
    
    44.2.3 Process Engineering
    
    
    54.2.4 Risk Assessment
    
    
    64.2.5 Piping Design
    
    
    64.2.6 Mechanical Design
    
    
    74.2.7 Civil and Concrete Design
    
    
    74.2.8 Structural Steel Design
    
    
    84.2.9 Project Scheduling
    
    
    85 DETAILED DESIGN
    
    
    85.1 Objectives
    
    
    85.2 Detail Design Tasks
    
    
    95.2.1 General
    
    
    95.2.2 Civil Design
    
    
    95.2.3 Concrete Design
    
    
    105.2.4 Structural Steel Design
    
    
    105.2.5 Mechanical Design
    
    
    115.2.6 Piping Design
    
    
    115.2.7 Process Engineering
    
    
    126 CHANGE MANAGEMENT
    
    
    127 PROCUREMENT
    
    
    12
  Page 2 of 13




---



##### Table of Contents



1 INTRODUCTION
   2 GENERAL SCOPE
  
    
    Engineering administration;
    
    Front end engineering design (FEED);
    
    Detailed engineering (DE);
    
    Change Management support;
    
    Procurement support.
  3 ENGINEERING ADMINISTRATION
 3.1 OBJECTIVES
  
    
    Ensure effective information flow between the consultant, LGL and other relevant parties.
    
    Ensure that drawings and key information summaries (equipment list, line list,
documentation register, etc) are prepared in accordance with the relevant LGL standards.
    
    Ensure that all drawings, calculations and other project documentation are submitted to LGL in accordance with identified requirements.
 3.2 ADMINISTRATIVE TASKS
  
    
    Follow the requirements of the Project Reference and other referenced LGL standards.
    
    Provide and manage a robust document control system.
    
    Maintain a robust quality assurance system.
  Page 3 of 13




---



##### Table of Contents




    
    Maintain a current register of all project documentation in an agreed format compatible with
LGLs own documentation database.
    
    Attend regular technical co-ordination meetings with LGL.
    
    Prepare and submit design progress reports in the format and at the frequencies required by LGL.
    
    Ensure all available project documentation including design drawings, reports, project
specifications, information registers, calculations, hand sketches, software input files,
computer models, vendor documentation, MSDSs, etc are handed over to LGL as part of the
project outcomes.
    
    Provide a final documentation handover comprising copies of all project documentation in
hardcopy format (x3), native electronic format and pdf format (except where otherwise agreed
for specific exceptions that do not lend themselves to a particular format).
 4 FRONT END ENGINEERING DESIGN (FEED)
 4.1 OBJECTIVES
  
    
    Finalise a safe, cost effective, operable, maintainable and
constructible design
arrangement based on available inputs from the Feasibility Study and LGL Operations,
Construction and Maintenance groups.
 
    
    Eliminate any technical uncertainties associated with the relevant project facility.
    
    Produce adequate documentation, describing the design arrangement, from which detailed design work can be efficiently completed.
    
    Develop a design schedule to interface with the overall project schedule.
    
    Provide sufficient quantity take offs to confirm that the identified design arrangements are consistent with the project budget.
    
    Develop equipment specifications and bid packages for long lead items.
 4.2 FEED TASKS
 4.2.1 General
  4.2.2 Site Conditions
  
    
    Review the Project Reference, Community Engagement Strategy and Contracting Plan, and
familiarise themselves with these general constraints and objectives of the project.
    
    Review the available weather monitoring data and familiarise themselves with
  Page 4 of 13




---



##### Table of Contents



the range of climatic conditions experienced on site, and the potential implications for design and construction.
    
    Review existing geotechnical and survey data to highlight any deficiencies and identify additional investigation required.
    
    Review existing underground layout drawings and satisfy themselves as to the position of underground services within their limit of works.
    
    Review existing plant layouts & constructability documentation to understand the space
limitations, construction and maintenance access constraints, and lay-down strategies for
the project.
 4.2.3 Process Engineering
  
    
    Develop final process design criteria for the principal upgrade elements based on:
 o
    
    Review of the Feasibility Study process design criteria (0701-005-00-S-PDC Expansion) and mass balance;o
    
    Review of the relevant Feasibility Study summary reports;o
    
    Confirmation of existing plant and equipment capacities;o
    
    Review of the identified upgrade performance requirements;o
    
    Identification and review of critical plant operating parameters;o
    
    Review of process and metallurgical test work;o
    
    Review of relevant regulatory requirements;o
    
    Review of the available utilities and services in terms of both supply capacity and supply quality;o
    
    Review of raw material characteristics;o
    
    Review of all other operating goals and constraints identified by LGL.
 
    
    Review the mass balance based on the design criteria developed above and identify any required changes to LGL.
    
    Review the Process Flow Diagrams developed out of the Feasibility Study to ensure:
 o
    
    Clear definition of the interfaces between all major plant and equipment items;o
    
    Clear definition of the interfaces with existing plant and equipment;o
    
    Inclusion of all major equipment and control items;o
    
    Clear identification of all process streams complete with stream references to the mass balance.
 
    
    Mark-up any changes required to the Process Flow Diagrams (PFDs) and provide the marked up drawings to LGL who will separately arrange drafting.
    
    Liaise with the project electrical consultant to formulate a consistent, integrated control philosophy for P&IDs.
    
    Undertake a site visit to confirm that the P&IDs developed out of the Feasibility Study are fully consistent with actual piping and instrumentation
  Page 5 of 13




---



##### Table of Contents



arrangements in the field.
    
    Mark-up any revisions required to bring the P&IDs to a standard suitable for HAZOP, and
provide the marked up drawings to LGL who will separately arrange drafting.
    
    Identify all tie-ins to existing plant, equipment and piping and prepare a preliminary tie-in location plan.
    
    Provide a preliminary instrument list.
    
    Provide process input to required HAZOP studies.
 4.2.4 Risk Assessment
  
    
    Provide comprehensive review of plant processes to identify actual or potentially hazardous procedures and operations.
    
    Undertake preliminary development of measures to eliminate or mitigate any hazardous procedures and operations identified.
 4.2.5 Piping Design
  
    
    Review standard LGL piping specifications and develop any non-standard specifications necessary for specialised pipework requirements.
    
    Review existing piping drawings and Feasibility Study piping layouts to establish optimum routes for major new pipework connections.
    
    Undertake sufficient hydraulic modelling to confirm acceptable system pressure characteristics and identify optimum sizing of major lines.
    
    Develop preliminary piping layouts and hand-sketched isometric drawings for both above-ground and underground piping.
    
    Liaise with the project electrical Consultant to coordinate routes for piping and electrical services.
    
    Undertake a preliminary pipe rack loading study to identify pipe rack structural requirements.
    
    Prepare sufficient quantity take-offs to confirm that the identified piping arrangements
are consistent with the project budget and provide information to support tendering of
piping construction.
    
    Review the design in the context of the Community Engagement Strategy and Contracting Plan and highlight any issues with or changes required to those strategies.
    
    Provide well developed Tie-In and Line Lists in a format agreed with LGL.
    
    Provide a preliminary valve list.
    
    Complete initial design of critical pipes and launders.
    
    Provide designs for non-standard pipe supports.
  Page 6 of 13




---



##### Table of Contents



4.2.6 Mechanical Design
  
    
    Review LGL design criteria and standard construction specifications.
    
    Develop non-standard specifications where required for specialised installations.
    
    Review existing plant layouts.
    
    Review the plant layouts, general arrangements and constructability constraints identified out of the Feasibility Study.
    
    Develop final plant and equipment layouts in consultation with LGL.
    
    Prepare comprehensive layout drawings and general arrangements.
    
    Provide a simple 3D AutoCAD block model defining the rectangular volume physically
occupied by each item of equipment as well as the rectangular volume required for access to,
maintenance and/or removal of that equipment.
    
    Review and update the project equipment list to ensure that it provides comprehensive identification of all equipment and equipment sub-assemblies.
    
    Develop comprehensive specifications, datasheets and requisitions for all major equipment items.
    
    Prepare commercial bid packages for all major equipment items.
    
    Identify any equipment arrangements that are unlikely to be consistent with the project budget.
 4.2.7 Civil and Concrete Design
  
    
    Review LGL design criteria and standard construction specifications.
    
    Develop an optimised foundation strategy to suit specific plant and site constraints.
    
    Prepare preliminary foundation designs for major and equipment plant items.
    
    Provide a simple 3D AutoCAD block model defining the rectangular volume physically occupied by each major concrete element.
    
    Develop preliminary layouts and designs for site drainage.
    
    Prepare preliminary layouts and designs for roadways.
    
    Prepare a preliminary earthworks design and establish earthworks requirements.
    
    Prepare sufficient quantity take-offs to confirm that the identified civil works
arrangement is consistent with the project budget and provide information to support
tendering of civil works construction.
    
    Review the design in the context of the Community Engagement Strategy and Contracting Plan and highlight any issues with or changes required to those strategies.
  Page 7 of 13




---



##### Table of Contents



4.2.8 Structural Steel Design
  
    
    Review LGL design criteria and standard construction specifications.
    
    Prepare preliminary structural designs for:
 o
    
    Support structures associated with all major plant and equipment items;o
    
    Major buildings;o
    
    Pipe racks.
 
    
    Prepare a 3D AutoCAD wire model that defines the outer face, top surface and any intermediate platform levels for the major steelwork elements identified above.
    
    Prepare sufficient quantity take-offs to confirm that the identified structural works
are consistent with the project budget and provide information to support tendering of
steelwork fabrication and erection.
    
    Review the design in the context of the Community Engagement Strategy and Contracting Plan and highlight any issues with or changes required to those strategies.
 4.2.9 Project Scheduling
  
    
    Develop a schedule for the detailed design work package which ensures that design milestones are integrated with the overall project schedule.
    
    Identify long lead time items.
    
    Identify any tie-ins for which scheduling is critical.
 5 DETAILED DESIGN
 5.1 OBJECTIVES
  
    
    Develop a safe, cost effective, operable, maintainable and constructive engineering
design which allows LGL to realise the both the operational and sustainable development
goals of the upgrade project.
    
    Develop a design conforming to LGL engineering standards.
    
    Provide all engineering documentation necessary for a complete and fully functioning works, including all documentation to facilitate.
 o
    
    Specification and procurement of all equipment;o
    
    Manufacture of non-proprietary items;o
    
    Construction and commissioning of the plant;o
    
    On-going operation and maintenance of the plant.
 
    
    Provide a register of all documentation produced out of the detailed design
  Page 8 of 13




---



##### Table of Contents



process in the format identified by LGL.
    
    Complete the design in accordance with an agreed design schedule that reflects the overall scheduling requirements of the project.
  5.2 DETAIL DESIGN TASKS
 5.2.1 General
  
    
    Develop and document a Construction Methodology to identify construction access /
laydown strategies and constructability constraints to the Construction phase of the works.
    
    Develop and document a Commissioning Plan that identifies staging sequence, shut down requirements, operations interfaces and acceptance criteria.
    
    Develop and document a Safety Plan highlighting the key safety / risk issues that need to be managed during construction, operation or maintenance of the plant.
    
    Prepare a Design Report documenting the development of the final engineering design including cross disciplinary checks and coordination.
 5.2.2 Civil Design
  
    
    Undertake detailed engineering design for all earthworks, roadworks and drainage systems.
    
    Ensure that the design is coordinated with the work of others and recognises relevant constructability constraints.
    
    Develop project specifications for fill / backfill material quality taking into consideration economy of methods and the materials available locally.
    
    Provide all detailed drawings necessary for construction of the works.
    
    Identify the quality assurance procedures / documentation to be implemented to ensure civil works construction complies with the specified requirements.
    
    Provide final material take offs in the formats identified by LGL to facilitate integration with project costing systems.
    
    Provide a copy all calculations, investigation reports, project specifications and any
other available documentation relevant to construction or maintenance of the works together
with an overall register of such documentation in the format identified by LGL.
  Page 9 of 13




---



##### Table of Contents



5.2.3 Concrete Design
  
    
    Undertake detailed engineering design for all foundations, slabs, hardstands and other concrete structures.
    
    Ensure that the design is coordinated with the work of others and recognises relevant constructability constraints.
    
    Develop any project specifications necessary for construction of highly specialised concrete or grouting works not adequately covered by standard specifications.
    
    Develop any project specifications necessary for specialised concrete surface protection requirements not adequately covered by standard specifications.
    
    Provide all detailed drawings necessary for complete construction of the works.
    
    Update the 3D block model developed in the FEED study to reflect any detailed design changes.
    
    Identify the quality assurance procedures / documentation to be implemented to ensure concrete construction complies with the specified requirements.
    
    Provide a final material take-off in the format identified by LGL to facilitate integration with project costing systems.
    
    Provide a copy of all calculations, investigation reports, project specifications and any
other available documentation relevant to construction or maintenance of the works together
with an overall register of such documentation in the format identified by LGL.
 5.2.4 Structural Steel Design
  
    
    Undertake detailed engineering design for all structural steelwork including tankage,
equipment support structures, building structures, pipe racks and pipe support structures,
and access stairs and walkways.
    
    Ensure that the design is coordinated with the work of others and recognises relevant constructability constraints.
    
    Provide detail design drawings for all steelwork that include all information necessary to facilitate the production of shop drawings by others.
    
    Update the 3D wire model developed in the FEED study to reflect any detailed design changes.
    
    Identify the quality assurance procedures / documentation to be implemented to ensure steelwork fabrication and erection complies with the specified requirements.
    
    Provide a final material take off in the format identified by LGL to facilitate integration with project costing systems.
    
    Provide a copy of all calculations, investigation reports, project specifications,
models and any other available documentation relevant to construction or maintenance of the
works together with an overall register of such documentation in the format identified by
LGL.
  Page 10 of 13




---



##### Table of Contents



5.2.5 Mechanical Design
  
    
    Undertake detailed engineering design for all mechanical equipment required in the works.
    
    Ensure that the design is coordinated with the work of others and recognises relevant constructability constraints.
    
    Provide final equipment sizing and selection.
    
    Provide detailed general arrangement and layout drawings for all equipment installations.
    
    Provide detailed general arrangement and construction drawings for all non-proprietary
mechanical equipment complete with all necessary information to facilitate the production
of shop drawings by others.
    
    Update the 3D block model developed in the FEED study to reflect any detailed design
changes.
    
    Identify the quality assurance procedures / documentation to be implemented to ensure
equipment manufacture, installation and testing complies with the specified requirements.
    
    Provide a final equipment list in the format identified by LGL.
    
    Provide a copy of all calculations, investigation reports, project specifications, models
and any other available documentation relevant to construction, maintenance or operation of
the equipment together with an overall register of such documentation in the format
identified by LGL.
 5.2.6 Piping Design
  
    
    Undertake detailed engineering design of all process lines and launders.
    
    Undertake piping interference checks.
    
    Ensure that the design is coordinated with the work of others and recognises relevant constructability constraints.
    
    Provide datasheets and specifications for all SP Items.
    
    Provide all detailed drawings necessary for complete construction of the works including piping isometrics for all major lines.
    
    Provide a consolidated 3D line diagram of all major piping lines in the format identified by LGL.
    
    Provide a tabulation of 3D coordinates for all major piping lines as an export from the model described above.
    
    Identify the quality assurance procedures / documentation to be implemented to ensure piping construction and testing complies with the specified requirements.
    
    Provide a comprehensive material take-off in the format identified by LGL to facilitate integration with project costing systems.
    
    Provide a copy of all calculations, investigation reports, project specifications
  Page 11 of 13




---



##### Table of Contents



and any other available documentation relevant to construction or maintenance of the works
together with an overall register of such documentation in the format identified by LGL.
 5.2.7 Process Engineering
  
    
    Provide the following drawings and documentation:
 o
    
    Final review of Mass Balance;o
    
    Mark-up of final changes required to Process Flow Diagrams;o
    
    Mark-up of final changes required to P&IDs;o
    
    Detailed description of adopted process and associated plant
operating philosophy;o
    
    Control logic documentation;o
    
    Final Line, Instrumentation, Valve and Tie-In lists based on the final P&ID
mark-up.
 
    
    Provide a copy of all calculations, investigation reports and any other available
documentation relevant to construction, maintenance or operation of the works together with
an overall register of such documentation in the format identified by LGL.
 6 CHANGE MANAGEMENT
  
    
    Development of comparative costs for different scenarios.
    
    Development of additional sketch drawings to describe the proposed change.
    
    Development and documentation of a detailed justification for the proposed change.
    
    Overall responsibility for completion of the full Change Management process for a particular variation.
  7 PROCUREMENT
  
    
    Prepare additional detailed equipment specifications.
    
    Prepare additional comprehensive bid packages.
    
    Prepare the technical portions of other enquiry documents for the manufacture, supply, erection and commissioning of the works.
  Page 12 of 13




---



##### Table of Contents




    
    Assist with the preparation of wider tendering, purchasing and contract documentation.
    
    Assist with development of recommended bidders lists for LGL approval.
    
    Where required, act as LGLs agent, solicit bids, tabulate prices, prepare technical and commercial evaluations, and make recommendations.
    
    Where required, review and approve vendor drawings on behalf of LGL.
    
    Where required, provide direct contact with suppliers regarding technical matters.
    
    Where required, arrange for witnessing of equipment testing.
    
    Where required, perform shop inspections of equipment and material to ensure conformance to specifications and purchase orders.
  Page 13 of 13




---



##### Table of Contents



MILLION OUNCE PLANT UPGRADE
PROJECT
 ENGINEERING DESIGN FOR UPGRADE OF
GRINDING AND OXIDATION FACILITIES
 APPENDIX 2/A-2
TECHNICAL SCOPE OF WORK
 ApprovedRevision
    
    Date
    
    Author
    
    By
    
    Comments01
    
    14/05/08
    
    cw
    
    
    
    Issued for Tender




---



##### Table of Contents



Table of Contents
 1 INTRODUCTION
    
    
    32 LIMITS OF WORK
    
    
    32.1 General
    
    
    32.2 Battery Limits
    
    
    42.2.1 General
    
    
    42.2.2 Interpretation of P&IDs
    
    
    52.2.3 Provision of Air and Water Service Points
    
    
    62.3 Review ofP&IDs
    
    
    62.4 Exclusions
    
    
    63 CONCURRENT INVESTIGATIONS
    
    
    74 KEY MILESTONES
    
    
    75 TECHNICAL SCOPE
    
    
    75.1 Ore Reclaim
    
    
    75.1.1 Included Facilities
    
    
    75.1.2 Background
    
    
    75.1.3 Upgraded Operation
    
    
    85.1.4 Specific Requirements for FEED
    
    
    85.2 Grinding and Classification
    
    
    95.2.1 Included Facilities
    
    
    95.2.2 Background
    
    
    95.2.3 Upgraded Operation
    
    
    95.2.4 Specific Requirements for FEED
    
    
    105.3 Grind Thickening
    
    
    115.3.1 Included Facilities
    
    
    115.3.2 Background
    
    
    115.3.3 Upgraded Operation
    
    
    115.3.4 Specific Requirements for FEED
    
    
    135.4 Pre-Oxidation
    
    
    135.4.1 Included Facilities
    
    
    135.4.2 Background
    
    
    135.4.3 Upgraded Operation
    
    
    145.4.4 Specific Requirements for FEED
    
    
    145.5 Pressure Oxidation
    
    
    145 5.1 Included Facilities
    
    
    145.5.2 Background
    
    
    145.5.3 Upgraded Operation
    
    
    155.5.4 Specific Requirements for FEED
    
    
    166 RESPONSIBILITY MATRIX
    
    
    177 ADDITIONAL ATTACHMENTS
    
    
    208 REFERENCE INFORMATION
    
    
    219 DETAILED PIPING / EQUIPMENT LIMITS
    
    
    21
  Page 2 of 36




---



##### Table of Contents



1 INTRODUCTION
   2 LIMITS OF WORK
 2.1 GENERAL
  Facility
    
    Facility Name
    
    Requirements1322
    
    FGO Ore Reclaim
    
    Tie-in to existing Flotation Grade Ore (FGO) stockpile reclaim facility to provide dual underpile feeders
as per an earlier design.1323
    
    Pebble Crushing
    
    Upgrade of existing pebble crushing circuit to accommodate the second High Grade Ore (HGO) grinding circuit
described under Facility 1326.1325
    
    HGO Ore Reclaim
    
    Provision of a new stockpile reclaim facility for the second High Grade Ore (HGO) grinding circuit. The
reclaim facility shall comprise reclaim and escape tunnels, reclaim feeders, emergency feeder, and reclaim
conveyor system.1326
    
    Grinding and Classification
    
    Provision of a second High Grade Ore (HGO) grinding circuit comprising SAG and Ball Mill and associated
equipment, piping and housing structure.1341
    
    Grind Thickening
    
    Provision of two new grind thickeners to replace the existing grind thickening facility. The thickeners
shall be complete with thickener mechanisms and all associated
equipment, tankage, piping and access / support
structures.1348
    
    Concentrate Thickening
    
    Addition of concentrate thickening overflow tank and pumps, and grind thickener overflow (process water)
make-up to existing FGO concentrate thickening facility.1342
    
    Pre-Oxidation Storage
    
    Provision of additional storage tanks for thickened ore complete with agitators and associated transfer
equipment and piping.1343
    
    Pressure Oxidation
    
    Provision of 4th Autoclave complete with associated process equipment, tankage, piping and housing structure.1410
    
    Reagent Handling
    
    Provision of a new flocculant make-up facility to serve the new grind thickeners (Facility 1341) as well as
an existing concentrate thickener which is currently supplied flocculant from a separate reagent handling
facility.
  Page 3 of 36




---



##### Table of Contents



Facility
    
    Facility Name
    
    Requirements1391
    
    Plant Area Services
    
    Provision of new tankage, pumps and piping to transfer process water from the new grind thickening facility
to plant consumers.
   
    
    The Pre-Oxidation Storage works (Facility 1342) shall be a separable portion.
    
    Facility 1410 also covers upgrade of wider reagent handling infrastructure beyond the
scope of this package of work. The specific limits of work for this package shall be as
defined by Section 2.2 and Section 9.
 2.2 BATTERY LIMITS
 2.2.1 General
  
    
    The maximum physical footprint for civil, concrete and structural works and available
laydown areas shall be as shown on the attached mark up of Drawing 1300-M-107.
    
    For Facility 1342, the design limits for piping, equipment and instrumentation shall be
defined by the following set of Feasibility Study P&IDs and the detailed piping / equipment
limits detailed in Section 9:
  
    
    For the balance of the package of work, the design limits for piping, equipment and
instrumentation shall be defined by the following set of Feasibility Study P&IDs and the
detailed piping / equipment limits detailed in Section 9:
             Page 4 of 36




---



##### Table of Contents




    
    General air and water service points shall be provided as per Section 2.2.3.
    
    The Consultant shall be responsible for coordinating the routes of all pipework and
the design of all pipe supports within the identified footprint for this package of works,
including accommodation of pipework designed by other parties.Where the battery limits of pipes identified under this package of work lie outside of
the works footprint for the package, the Consultant shall be required to liaise with the
designer(s) responsible for the other works footprint(s) traversed by the pipe to
establish the applicable pipe routing / support constraints to be met in the pipe design.
  2.2.2 Interpretation of P&IDs
  
    
    Equipment arrangements and equipment numbers shall be taken as given.
    
    Pipe sizing and material specifications identified through the pipe labelling are
indicative only and shall be confirmed through design.
    
    Valving arrangements are preliminary only and shall be amended as required to meet
specified isolation and control requirements.
    
    Code BL refers to a battery limit between different packages of work or different
facilities.
    
    Code Tl refers to a tie-in to an existing pipe or existing item of equipment.
    
    Tie-ins have been shown where identified to date, but it shall be a requirement of
this package of work to determine the specific location and details of all tie-ins
required to complete the works.
    
    Clouding reflects drawing changes made during the course of the Feasibility
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 5 of 36




---



##### Table of Contents



Study design and does not necessarily reflect real physical changes to the works.
For the purposes of this package of work clouding on the drawings shall be ignored.
    
    The drawings have been marked up with tie-ins and battery limits reflecting multiple
packages of work. The Consultant shall only be concerned with those limits identified in
the following tabulations.
    
    The 2000 series drawings (eg 130-FP-2003) cover new upgrade works. All other
drawings are mark-ups of existing drawings describing the current plant.
    
    The 0701 tag included in the drawing number block shall not be read as an integral
part of the drawing number. As per the Project Reference document, this tag merely
identifies work in progress on a new drawing.
    
    The drawing titleblock and the drawing titles currently shown in the titleblock are
not final. A separate data-base of proposed titles is available from LGL if required.
  2.2.3 Provision of Air and Water Service Points
  2.3 REVIEW OF P&IDS
   2.4 EXCLUSIONS
  
    
    Mechanical design and specification of the SAG Mill and Ball Mill.
    
    Mechanical design and specification of the autoclave vessel.
    
    Mechanical design and specification for the autoclave agitators.
    
    Electrical and Instrumentation design beyond the liaison required to:
 o
    
    Establish electrical routing / conduit requirements;o
    
    Ensure full instrumentation details are identified on the P&IDs.
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 6 of 36




---



##### Table of Contents




    
    CAD drafting of PFDs and P&IDs.
    
    Construction Management.
 3 CONCURRENT INVESTIGATIONS
  
    
    Geotechnical drilling and soil testing within the footprint of the grinding area,
grind thickeners, pre-oxidation tanks and new autoclave building.
    
    Additional detailed survey within the works footprint.
 4 KEY MILESTONES
  5 TECHNICAL SCOPE
 5.1 ORE RECLAIM
 5.1.1 Included Facilities
  5.1.2 Background
   MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 7 of 36




---



##### Table of Contents



5.1.3 Upgraded Operation
   
    
    Under-pile / emergency feeders and associated equipment;
    
    Reclaim and escape tunnels;
    
    Tunnel ventilation and drainage systems;
    
    The reclaim conveyor system comprising under-pile conveyor 1325-CV2010 which
daylights to the west of the existing grinding circuit, conveyor 1325-CV2011 which
traverses the face of the COS, and conveyor 1325-CV2012 which feeds the SAG mill.
  5.1.4 Specific Requirements for FEED
 5.1.4.1 General
  5.1.4.2 Issues
  
    
    Determination of the optimum construction / shoring methodology to minimise
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 8 of 36




---



##### Table of Contents



impact on stockpile capacity and stockpile operations during the course of the
works;
    
    Identification of a recommended tunnel design taking into account identified
settlement issues, constructability constraints and the project Community Engagement
Strategy;
    
    Review of the existing design for the FGO reclaim facility and identification of
tie-in requirements to complete the works;
    
    Review of fire protection requirements for the reclaim conveyor systems (both
below ground and above ground) and provision of a recommendation on the extent of fire
fighting sprays.
 5.1.4.3 FEED Equipment Outputs
  
    
    Apron feeders;
    
    Tunnel ventilation fans;
    
    Tunnel sump pumps.
 5.2 GRINDING AND CLASSIFICATION
 5.2.1 Included Facilities
  5.2.2 Background
    5.2.3 Upgraded Operation
   MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 9 of 36




---



##### Table of Contents



5.2.4 Specific Requirements for FEED
 5.2.4.1 General
 
 5.2.4.2 Issues
  
    
    Optimum construction staging methodology to facilitate installation of the mills
given identified site access and site dimension constraints.
 
    
    Review of foundation requirements to allow for future provision of overhead gantry
crane to new mills, if required.
 
    
    Comprehensive review of the existing pebble crushing circuit to establish upgrade
requirements for the following equipment:
 o
    
    Conveyors;o
    
    Cone crushers;o
    
    Vibratory feeders;o
    
    Tramp metal magnets.
 5.2.4.3 Equipment Outputs
  
    
    Cyclone cluster;
    
    Cyclone feed pumps;
    
    Cyclone overflow transfer pumps;
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 10 of 36




---



##### Table of Contents




    
    Grinding Trash Screen;
    
    Mill Clutch Compressor;
    
    Cone Crushers, feeders and magnets for Pebble Crushing circuit.
 5.2.4.4 Piping Outputs
  5.3 GRIND THICKENING
 5.3.1 Included Facilities
  5.3.2 Background
  
    
    To reduce the solution chloride content entering the autoclaves as high levels can
adversely impact gold recovery or, if high enough, corrode internal metal components;
    
    To increase the percent solids to the autoclaves for heat balance optimisation;
    
    To recover process water that can be re-utilised elsewhere in the process and reduce
overall fresh water demand.
   5.3.3 Upgraded Operation
  
    
    Grind thickener tanks and associated underfloor access / escape tunnels;
    
    Grind thickener mechanisms;
    
    Underflow pumps;
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 11 of 36




---



##### Table of Contents




    
    Process water (thickener overflow) collection tank;
    
    Process water distribution pumps;
    
    FGO concentrate thickener overflow collection tank;
    
    FGO process water pumps from concentrate thickener overflow tank;
    
    Reagent (flocculent) and utilities services.
    
    
    The duty pump in each HGO grinding circuit shall pump the trash screen undersize to
the first grinding thickener feed tank. These slurry feeds shall mix in this tank with
the overflow wash water from the second grinding thickener. The combined slurry shall
then overflow to the first grinding thickener where the slurry shall be thickened to 50%
solids by weight.
    
    The thickened underflow slurry will be pumped by one of two pumps, operating as duty
/ standby, to the second grinding thickener feed tank. It will mix in this tank with
fresh wash water. The combined slurry will then overflow to the second grinding thickener
where the slurry will be thickened to 50% solids by weight.
    
    The thickened underflow slurry from the second grinding thickener will then be
pumped by one of two pumps, operating as duty / standby, to the Pre-Oxidation Feed Tanks.
    
    The overflow from the first grinding thickener shall gravitate to a new process
water tank from which it shall be pumped to users throughout the processing plant.
    MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 12 of 36




---



##### Table of Contents



5.3.4 Specific Requirements for FEED
 5.3.4.1 General
 
 5.3.4.2 Issues
  
    
    Confirmation of the overall arrangement of the new grind thickening facilities;
    
    Identification of a recommended tunnel design taking into account identified
settlement issues, constructability constraints and the project Community Engagement
Strategy;
    
    Optimum construction staging methodology for the grind thickeners;
    
    Construction plant and equipment requirements to facilitate installation of the
grind thickener mechanism;
    
    Development of a strategy for process water distribution taking into account the
capability / capacity of existing distribution piping.
 5.3.4.3 Equipment Outputs
  
    
    Grind thickener mechanism;
    
    Grind thickener tank;
    
    Underflow pumps;
    
    Process water pumps.
 5.3.4.4 Piping Outputs
  5.4 PRE-OXIDATION
 5.4.1 Included Facilities
  5.4.2 Background
   MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 13 of 36




---



##### Table of Contents



5.4.3 Upgraded Operation
  5.4.4 Specific Requirements for FEED
 5.4.4.1 General
  5.4.4.2 Issues
  
    
    Identification of the most cost-effective tank foundation design to overcome
identified settlement issues;
    
    Determination of the optimum construction methodology (stick build or
pre-fabrication) to suit site access constraints.
 5.4.4.3 FEED Equipment Outputs
  
    
    Pre-Oxidation tanks;
    
    Pre-Oxidation tank agitators;
    
    Slurry transfer pumps.
 5.4.4.4 Piping Outputs
  5.5 PRESSURE OXIDATION
 5.5.1 Included Facilities
  5.5.2 Background
  MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 14 of 36




---



##### Table of Contents




    
    Provision of an additional 12 t/h of oxygen supply (1999).
    
    Installation of three direct contact heat recovery vessels (pre-heaters) to raise
the temperature of the feed and improve the heat balance (2001). The installed vessels
were very large and currently only one unit is required to maintain the required balance.
    
    Installation of three additional positive displacement pumps with the primary aim of
improving pump reliability (2003).
    
    Provision of an additional 10 t/h of oxygen supply and implementation of improved ore
blending capabilities to achieve optimal sulphide grade in the autoclave feed (2007).
  5.5.3 Upgraded Operation
     
    
    Six compartments with three sub-compartments in the first compartment;
    
    Eight agitators  one to each compartment;
    
    Oxygen, quench water and steam supply to every compartment.
    MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 15 of 36




---



##### Table of Contents



5.5.4 Specific Requirements for FEED
 5.5.4.1 General
  5.5.4.2 Issues
  
    
    Method of Autoclave Vessel delivery to site of works, and implications for existing
underground services along transport route, on-site construction works, and construction
staging;
    
    Optimum construction staging methodology to facilitate installation of the pressure
oxidation equipment;
    
    Plant and equipment requirements to facilitate installation of the pressure oxidation equipment.
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 16 of 36




---



##### Table of Contents



5.5.4.3 Equipment Outputs
  
    
    Positive displacement Autoclave feed pumps;
    
    Quench water pumps;
    
    Flashed slurry transfer pumps;
    
    Agitators (excluding autoclave agitators);
    
    Seal water accumulator compressor;
    
    Air receiver for seal water accumulator compressor;
    
    Oxygen / steam blowback vessels;
    
    Long lead time block and letdown valves;
    
    Flash Vessels;
    
    Quench Vessels;
    
    Venturi Scrubbers;
    
    Flashed slurry tanks;
    
    Quench water tank.
 5.5.4.4 Piping Outputs
  
    
    Tie-ins to the existing steam / oxygen blowback vessels;
    
    Tie-ins to existing pipework for the connections from the existing autoclaves to
the new flashed slurry tanks;
    
    All piping in exotic materials;
    
    All pipes extending beyond the P&ID set identified in Section 2.2.
 6 RESPONSIBILITY MATRIX
  Item
    
    Description
    
    Consultant
    
    LGL1.
    
    PROJECT ADMINISTRATION1.1
    
    Provision of Existing Site Documentation
    
    
    
    X1.2
    
    Provision of Feasibility Study Documentation
    
    
    
    X1.3
    
    Technical Coordination Meetings
    
    X
    
    X1.4
    
    Design Progress Reports
    
    X1.5
    
    Final Documentation Handover
    
    X1.6
    
    Handover of Final Documentation Register
    
    X
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 17 of 36




---



##### Table of Contents



Item
    
    Description
    
    Consultant
    
    LGL2.
    
    FRONT END ENGINEERING DESIGN2.1
    
    Review of Site Conditions2.1.1
    
    Review of Geotech / Survey Data
    
    X2.1.2
    
    Review of Existing P&IDs to Identify As-Constructed Condition
    
    X
    
    I2.2
    
    Specific FEED Issues2.2.1
    
    Reclaim Facilitiesa)
    
    Optimum Construction / Staging Methodology
    
    X
    
    Ib)
    
    Recommended Tunnel Design
    
    X
    
    Ic)
    
    FGO Reclaim Tie-in Requirements
    
    Xd)
    
    Conveyor Fire Protection Requirements
    
    X2.2.2
    
    Grinding Facilitiesa)
    
    Optimum Construction Staging Methodology
    
    X
    
    Ib)
    
    Review of Foundation Reqts for Future O/H Crane
    
    X
    
    Ic)
    
    Review of Pebble Crushing Circuit
    
    X2.2.3
    
    Grind Thickening Facilitiesa)
    
    Confirmation of Overall Arrangement
    
    X
    
    Ib)
    
    Recommended Tunnel Design
    
    X
    
    Ic)
    
    Optimum Construction Staging Methodology
    
    X
    
    Id)
    
    Construction Equipment Requirements
    
    X
    
    Ie)
    
    Process Water Distribution Strategy
    
    X2.2.4
    
    Pre-Oxidation Areaa)
    
    Optimum Foundation Design
    
    Xb)
    
    Optimum Construction Staging Methodology
    
    X
    
    I2.2.5
    
    Pressure Oxidation Areaa)
    
    Autoclave Vessel Delivery Requirements
    
    X
    
    Ib)
    
    Optimum Construction Staging Methodology
    
    X
    
    Ic)
    
    Construction Equipment Requirements
    
    X
    
    I2.3
    
    Process Engineering2.3.1
    
    Final Process Design Criteria
    
    X
    
    I,A2.3.2
    
    Review of Mass Balance
    
    X
    
    I,A2.3.3
    
    Mark-up of PFDs
    
    X
    
    A2.3.4
    
    Site Visit for Review of P&IDs
    
    X2.3.5
    
    Mark-up of P&IDs
    
    X
    
    A2.3.6
    
    Preliminary Tie In Plan
    
    X
    
    A2.3.7
    
    Preliminary Instrument List
    
    X
    
    R2.4
    
    Piping Design2.4.1
    
    Hydraulic modelling
    
    X
    
    R2.4.2
    
    Preliminary Piping Layouts
    
    X
    
    A2.4.3
    
    Preliminary Pipe Rack Loading Study
    
    X
    
    R2.4.4
    
    Quantity Take Offs
    
    X2.4.5
    
    Tie In List
    
    X
    
    A2.3.6
    
    Line List
    
    X
    
    R2.4.7
    
    Valve List
    
    X
    
    R2.4.8
    
    Design of Critical Pipework Connections
    
    X
    
    A2.5
    
    Mechanical Design2.5.1
    
    Final Plant and Equipment Layouts
    
    X
    
    I,A2.5.2
    
    Layout / General Arrangement Drawings
    
    X
    
    I,A2.5.3
    
    3D Block Model
    
    X2.5.4
    
    Updated Equipment List
    
    X
    
    R2.5,5
    
    Equipment Specifications & Data Sheets
    
    X
    
    A2.5.6
    
    Equipment Bid Packages
    
    X
    
    A
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 18 of 36




---



##### Table of Contents



Item
    
    Description
    
    Consultant
    
    LGL2.6
    
    Civil and Concrete Design2.6.1
    
    Preliminary Foundation Designs
    
    X
    
    R2.6.2
    
    Preliminary Site Drainage Layouts
    
    X
    
    A2.6.3
    
    Preliminary Roadworks Layouts
    
    X
    
    A2.6.4
    
    Preliminary Bulk Earthworks Design
    
    X
    
    A2.6.5
    
    Quantity Take Offs
    
    X2.7
    
    Structural Steel Design2.7.1
    
    Preliminary Structural Steel Designs
    
    X
    
    R2.7.2
    
    3D Wire Model
    
    X2.7.3
    
    Quantity Take Offs
    
    X2.8
    
    Project Scheduling2.8.1
    
    Detailed Design Schedule
    
    X
    
    I,A2.8.2
    
    ID of Long Lead Items
    
    X2.8.3
    
    ID of Critical Tie-Ins
    
    X3.
    
    DETAILED ENGINEERING3.1
    
    General3.1.1
    
    Construction Methodology
    
    X
    
    R3.1.2
    
    Commissioning Plan
    
    X
    
    A3.1.3
    
    Safety Plan
    
    X
    
    R3.1.4
    
    Design Report
    
    X3.2
    
    Civil Design3.2.1
    
    Project Specification for Fill / Backfill
    
    X
    
    R3.2.2
    
    Detailed Drawings
    
    X
    
    A3.2.3
    
    Final Material Take Offs
    
    X3.2.4
    
    Handover of Project Documentation
    
    X3.3
    
    Concrete Design3.3.1
    
    Project Specification for Specialised Works
    
    X
    
    R3.3.2
    
    Detailed Drawings
    
    X
    
    A3.3.3
    
    Updated Block Model
    
    X3.3.4
    
    Final Material Take Offs
    
    X3.3.5
    
    Handover of Project Documentation
    
    X3.4
    
    Mechanical Design3.4.1
    
    Final Equipment Sizing and Selection
    
    X
    
    A3.4.2
    
    GA & Layout Drawings
    
    X
    
    A3.4.3
    
    Drawings for Non-Proprietary Equipment
    
    X
    
    A3.4.4
    
    Updated Block Model
    
    X3.4.5
    
    Final Equipment List
    
    X
    
    A3.4.6
    
    Handover of Project Documentation
    
    X3.5
    
    Piping Design3.5.1
    
    Data Sheets & Specifications for SP Items
    
    X
    
    A3.5.2
    
    Detailed Drawings
    
    X
    
    A3.5.3
    
    3D Line Diagram
    
    X3.5.4
    
    3D Piping Coordinates
    
    X3.5.5
    
    Final Material Take Offs
    
    X3.5.6
    
    Handover of Project Documentation
    
    X
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 19 of 36




---



##### Table of Contents



Item
    
    Description
    
    Consultant
    
    LGL3.6
    
    Process Engineering3.6.1
    
    Final Review of Mass Balance
    
    X
    
    A3.6.2
    
    Final Mark-up of Process Flow Diagrams
    
    X
    
    A3.6.3
    
    Final Mark-up of P&IDs
    
    X
    
    A3.6.4
    
    Process & Operating Philosophies
    
    X
    
    R3.6.5
    
    Control Logic Documentation
    
    X
    
    R3.6.6
    
    Final Line List
    
    X
    
    A3.6.7
    
    Final Instrumentation List
    
    X
    
    A3.6 8
    
    Final Valve List
    
    X
    
    A3.6.9
    
    Final Tie-In List
    
    X
    
    A4.
    
    PROCUREMENT4.1
    
    Detailed Equipment Specifications
    
    X
    
    A4.2
    
    Comprehensive Bid Packages
    
    X
    
    A4.3
    
    Other Quotation / Contract Documentation
    
    X
    
    A4.4
    
    Requests for Quotation
    
    X
    
    R4.5
    
    Equipment Inspections
    
    X
 
  7 ADDITIONAL ATTACHMENTS
  
    
    The project reference document MOPU-0000-OD-R-Project Reference which defines key
project administration and documentation requirements.
    
    The process design criteria document 0701-901-OB-S-PDC Expansion.xls which defines
key process inputs to the project.
    
    Drawing file 11069-130-F0107.pdf which details the existing status of P&ID
130-FP-007 to ensure that changes required on the battery limits drawing can be readily
clarified.
    
    Feasibility study layout and arrangement drawings:
             MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 20 of 36




---



##### Table of Contents



8 REFERENCE INFORMATION
  
    
    Relevant Process, Civil & Structural, Mechanical, Piping and Electrical /
Instrumentation Design Criteria.
    
    Standard LGL Construction Specifications.
    
    Data sheets, specifications and general arrangement drawings for the grinding
mills, autoclave vessel and autoclave agitators.
    
    Background drawings and documentation describing the existing site.
    
    Draft documentation developed out of the Feasibility Study including:
 o
    
    Mass Balance;o
    
    Process Flow Diagrams;o
    
    Preliminary equipment list;o
    
    Preliminary equipment data sheets and specifications;o
    
    Preliminary instrumentation list;o
    
    Preliminary line list and layouts for major piping.
 
    
    Geotechnical and survey information.
 9 DETAILED PIPING / EQUIPMENT LIMITS
                 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 21 of 36




---



##### Table of Contents



MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 22 of 36




---



##### Table of Contents



Design Limits for Facility 1342
 Source
    
    Battery Limit for Piping, Equipment
    
    PhysicalP&ID Boundary
    
    
    
    Facility
    
    and Instrumentation Design under
    
    LocationItem
    
    From
    
    To
    
    Description of Boundary
    
    (1)
    
    this Package of Work
    
    (2)1
    
    130-FP-007
    
    130-FP-007
    
    Obsolete pre-oxidation feed from existing
grinding thickener underflow pumps
    
    
    
    
    
    Tie-in to existing pipe
50-PS-1341-078-P5 at TI2070-2 and
removal of existing pipe and
equipment through to flange at
change in pipe material spec from
P5 to R1 (BL2070-1) and discharge
to LA015 (BL2070-5)
    
    Y2
    
    130-FP-007
    
    130-FP-007
    
    Obsolete slurry discharge from oxide mill
sump pump
    
    
    
    
    
    Remove existing piping and
equipment between battery limits
BL2070-6, BL2070-7 and
BL2070-9
    
    Y3
    
    130-FP-007
    
    130-FP-007
    
    Obsolete slurry transfer to thickener feed
tank TK003
    
    
    
    
    
    Tie-in at connection to
existing pipe 250-PS-1342-191-P5
(TI2070-8) and remove pipe through
to discharge to TK003
(BL2134-3)
    
    N4
    
    130-FP-007
    
    130-FP-007
    
    Obsolete sump pump discharge to thickener
feed tank
    
    
    
    
    
    Tie-in to existing sump pump
discharge (TI2070-12) and remove
pipe through to discharge to
    
    N5
    
    130-FP-007
    
    130-FP-007
    
    Obsolete FGO concentrate feed to TK005
    
    
    
    
    
    Tie-in to existing pipe
200-PS-1342-1133-R1 and remove
piping and instrumentation through
to discharge to TK005
(BL2070-10)
    
    Y6
    
    130-FP-007
    
    130-FP-2045
    
    Pre-Oxidation feed from Grinding Thickener
No 2 underflow pumps to Distribution Box
LA2015
    
    
    1341
    
    
    Tie-in to existing pipe
350-PS-1341-077-R1 (TI2070-3) and
provide new connection to LA2015
(BL2071-1)
    
    Y
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 23 of 36




---



##### Table of Contents



Design Limits for Facility 1342 (contd.)
 Source
    
    Battery Limit for Piping, Equipment
    
    PhysicalP&ID Boundary
    
    
    
    Facility
    
    and Instrumentation Design under
    
    LocationItem
    
    From
    
    To
    
    Description of Boundary
    
    (1)
    
    this Package of Work
    
    (2)7
    
    130-FP-007
    
    130-FP-007
    
    Pre-Oxidation feed from Grinding Thickener No 2
underflow pumps to Distribution Box LA015
    
    
    1341
    
    
    Provide connection from Item 6 to LA015
(BL2070-5) including removal / replacement
of existing pipework between TI2070-3 and
BL2070-5 or cut-in of new valve as
appropriate
    
    Y8
    
    130-FP-2071
    
    130-FP-2045
    
    Pre-Oxidation feed from Concentrate Storage
Tank underflow pumps to Distribution Box
LA2015
    
    
    1342
    
    
    Tie-in to existing transfer pipe at
nearest logical location downstream of
existing flow element FE4145 including
provision of new valve to existing line (ie
TI2056-1 to TI2056-2)
    
    Y9
    
    130-FP-2050
    
    130-FP-2045
    
    Discharge from Autoclave No 4 sump pump to
Distribution Box LA2015
    
    
    1343
    
    
    Limits of LA2015 (ie battery limit
BL2071-2)
    
    Y10
    
    130-FP-039
    
    130-FP-2045
    
    Plant water feed to agitator cooling system
    
    
    1342
    
    
    Tie-in to existing distribution system
at nearest logical location within
identified works footprint (TI2234-2).
    
    Y11
    
    130-FP-2045
    
    130-P-058
    
    Slurry transfer from pre-oxidation storage to
pre-heaters
    
    
    1342
    
    
    Flange at battery limit BL2080-4
    
    N12
    
    130-FP-2045
    
    130-FP-2055
    
    Slurry transfer from pre-oxidation storage to
Autoclave No 4 feed pumps
    
    
    1342
    
    
    Flange on branch of tee at BL2082-1
    
    N
 
 Notes:(1)
    
    The Source facility identifies the facility number to be utilised for pipe labelling.(2)
    
    Identifies whether the battery limit of the pipe lies within the identified works footprint (Y)
or not (N). In the case of the latter, the Consultant shall be required to liaise with the
designer(s) responsible for the other works footprint(s) traversed by the pipe to establish the
applicable pipe routing / support constraints to be met in the pipe design as per Section 2.2.1. MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 24 of 36




---



##### Table of Contents



Design Limits for Balance of Package
 Source
    
    Battery Limit for Piping, Equipment
    
    PhysicalP&ID Boundary
    
    
    
    Facility
    
    and Instrumentation Design under
    
    LocationItem
    
    From
    
    To
    
    Description of Boundary
    
    (1)
    
    this Package of Work
    
    (2)1
    
    130-FP-601
    
    130-FP-601
    
    Extension of existing FGO reclaim system to
provide dual underpile feeders
    
    
    1321
    
    
    All works between stockpile
base (battery limits BL2020-1 and
BL2020-2) and tie-in to extend
existing conveyor CV1005
(TI2020-3) including demolition of
existing tunnel end wall.
    
    Y2
    
    130-FP-042
    
    130-FP-601
    
    Fire water supply to CV1005
    
    
    2240
    
    
    Tie-in to existing fire water
distribution at nearest logical
location within works footprint
(TI2271-2)
    
    Y3
    
    130-FP-004
    
    130-FP-2003
    
    HGO crushed ore stockpile
    
    
    1325
    
    
    Stockpile base as per battery
limits BL2025-1 and BL2025-2
    
    Y4
    
    130-FP-042
    
    130-FP-2003
    
    Fire water supply to CV2010
    
    
    2240
    
    
    Tie-in to existing fire water
distribution at nearest logical
location within works footprint
(TI2271-1)
    
    Y5
    
    130-FP-036
    
    130-FP-2016
    
    Plant air supply to mill gear spray systems
    
    
    1326
    
    
    Tie-in to plant air ring main
at nearest logical location within
works footprint (TI2224-3)
    
    Y6
    
    130-FP-033
    
    130-FP-2016
    
    Milk of lime supply to grinding circuit No 2
    
    
    1410
    
    
    Tie-in to existing pipe
150-ML-1410-018-P1 (TI2190-3)
    
    Y7
    
    130-FP-2016
    
    130-FP-033
    
    Milk of lime return from grinding area to lime
reagents area
    
    
    1410
    
    
    Tie-in to existing pipe
150-ML-1410-018-P1 (TI2190-4)
    
    Y8
    
    130-FP-2016
    
    130-P-060
    
    Oversize material from SAG mill discharge to
pebble crushing circuit
    
    
    1326
    
    
    Discharge to existing pebble
crushing feed conveyor CV007 at
battery limit BL2038-1
    
    Y9
    
    130-FP-005
    
    130-FP-2016
    
    Discharge from grinding area floor sump pump to
cyclone feed sump SU2001
    
    
    1322
    
    
    Tie-in to existing pipe
150-PS1322-112-P5 (TI2030-1)
    
    Y10
    
    130-FP-005
    
    130-FP-005
    
    Obsolete drain pipe to be removed
    
    
    
    
    
    Removal of obsolete pipe
between TI2030-1 and BL2030-2
    
    Y
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 25 of 36




---



##### Table of Contents



Design Limits for Balance of Package (contd.)
 Source
    
    Battery Limit for Piping, Equipment
    
    PhysicalP&ID Boundary
    
    
    
    Facility
    
    and Instrumentation Design under
    
    LocationItem
    
    From
    
    To
    
    Description of Boundary
    
    (1)
    
    this Package of Work
    
    (2)11
    
    130-FP-2016
    
    133-P-001
    
    Undersize sampling system at trash screen
SN2002
    
    
    1326
    
    
    Complete installation of trash
screen undersize launder, primary
and secondary samplers, and
discharge piping to sumps SU2001
and SU2002 as per items 12 and
13
    
    Y12
    
    133-P-001
    
    130-FP-2016
    
    Discharge from primary sampler SC2020 to sump
SU2002
    
    
    1326
    
    
    Included in Item 11
    
    Y13
    
    133-P-001
    
    130-FP-2016
    
    Discharge from secondary sampler SC2021 to
sump SU2001
    
    
    1326
    
    
    Included in Item 11
    
    Y14
    
    130-FP-036
    
    130-FP-2016
    
    Back-up plant air supply to bypass CM2007
    
    
    1326
    
    
    Tie-in to existing plant air
ring main at nearest logical
location within works footprint
(TI2224-2)
    
    Y15
    
    130-FP-040
    
    130-FP-2016
    
    Filtered water supply to ball mill GM2002
    
    
    1810
    
    
    Tie-in to existing filtered
water ring main 250-FW-1810-141-A1
at nearest logical location within
works footprint (TI2243-6)
    
    Y16
    
    130-FP-039
    
    130-FP-039
    
    Extension of plant water ring main through
new grinding facility
    
    
    1810
    
    
    Tie-in to existing plant water
ring main at TI2234-3 and TI2234-4
and loop between.
    
    Y17
    
    130-FP-039
    
    130-FP-2017
    
    Plant water supply to SAG mill oil cooling
systems
    
    
    1326
    
    
    Connect to new plant water
ring main as per Item 16
    
    Y18
    
    130-FP-039
    
    130-FP-2017
    
    Plant water supply to SAG mill motor cooling
fan
    
    
    1326
    
    
    Connect to new plant water
ring main as per Item 16
    
    Y19
    
    130-FP-039
    
    130-FP-2018
    
    Plant water supply to Ball mill oil cooling
systems
    
    
    1326
    
    
    Connect to new plant water
ring main as per Item 16
    
    Y
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 26 of 36




---



##### Table of Contents



Design Limits for Balance of Package (contd.)
 Source
    
    Battery Limit for Piping, Equipment
    
    PhysicalP&ID Boundary
    
    
    
    Facility
    
    and Instrumentation Design under
    
    LocationItem
    
    From
    
    To
    
    Description of Boundary
    
    (1)
    
    this Package of Work
    
    (2)20
    
    130-FP-039
    
    130-FP-2018
    
    Plant water supply to Ball mill motor cooling fan
    
    
    1326
    
    
    Connect to new plant water
ring main as per Item 16
    
    Y21
    
    130-FP-2036
    
    Various
    
    Process water supplies to the various plant
demands
    
    
    1391
    
    
    Until otherwise advised,
limit design works to battery
limit BL2060-1. The locations of
tie-ins between the new and
existing mill water distribution
systems will be advised during the
course of FEED design.
    
    N22
    
    130-FP-005
    
    130-FP-2036
    
    Transfer of HGO cyclone overflow to grind thickener
feed tank TK2008
    
    
    1322
    
    
    Tie-in to existing sump
(TI2030-3) and existing sump
outlet (TI2030-4) and provide new
transfer pumps and piping
    
    Y23
    
    130-FP-005
    
    130-FP-005
    
    Extension of plant water piping to Sump SU002
    
    
    1322
    
    
    Tie-in to existing pipe
50-PW-1322-109-A1 (TI2030-5) and
extend piping to sump SU002
(BL2030-11)
    
    Y24
    
    130-FP-005
    
    130-FP-005
    
    Extension of plant water piping to Sump SU002
    
    
    1322
    
    
    Tie-in to existing pipe
50-PW-1322-116-A1 (TI2030-6) and
extend piping to sump SU002
(BL2030-11)
    
    Y25
    
    130-FP-005
    
    130-FP-005
    
    Extension of plant water piping to Sump SU002
    
    
    1322
    
    
    Tie-in to existing pipe
50-PW-1322-122-A1 (TI2030-7) and
extend piping to sump SU002
(BL2030-11)
    
    Y26
    
    130-FP-005
    
    130-FP-005
    
    Extension of pplant water piping to Sump SU002
    
    
    1322
    
    
    Tie-in to existing pipe
50-PW-1322-107-A1 (TI2030-8) and
extend piping to sump SU002
(BL2030-11)
    
    Y27
    
    130-FP-005
    
    130-FP-005
    
    Extension of process slurry piping to Sump SU002
    
    
    1322
    
    
    Tie-in to existing pipe
50-PS-1322-900-P4 (TI2030-9) and
extend piping to sump SU002
(BL2030-11)
    
    Y
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 27 of 36




---



##### Table of Contents



Design Limits for Balance of Package (contd.)
 Source
    
    Battery Limit for Piping, Equipment
    
    PhysicalP&ID Boundary
    
    
    
    Facility
    
    and Instrumentation Design under
    
    LocationItem
    
    From
    
    To
    
    Description of Boundary
    
    (1)
    
    this Package of Work
    
    (2)28
    
    130-FP-005
    
    130-FP-005
    
    Extension of
process slurry piping
to Sump SU002
    
    
    1322
    
    
    Tie-in to existing pipe
750-PS-1322-901-R1 (TI2030-10) and
extend piping to sump SU002
(BL2030-11)
    
    Y29
    
    130-FP-005
    
    130-FP-006
    
    Obsolete equipment
/ piping for slurry
transfer from trash
screen transfer chute
CH019 to thickener
feed tank TK003
    
    
    
    
    
    Remove trash screen transfer
chute CH019 and obsolete piping
between tie-ins TI2030-5 to
TI2030-10 and TK003
    
    N30
    
    130-FP-005
    
    130-FP-004
    
    Obsolete plant
water supply to sprays
on conveyor CV005
    
    
    
    
    
    Tie-in to existing pipe
50-PW-1322-127-A1 at junction with
80-PW-1322-131-A1 (TI2030-13) and
remove obsolete piping through to
battery limit BL2016-1
    
    Y31
    
    130-FP-005
    
    130-P-063
    
    Obsolete trash
screen undersize
slurry transfer to
thickener feed tank
TK008
    
    
    
    
    
    Tie-in to existing pipe
750-PS-1322-901-R1 (TI2030-12) and
remove obsolete chute, launders
and piping through to TK 008
    
    N32
    
    130-FP-005
    
    130-FP-005
    
    Re-directed trash
screen undersize
slurry transfer to
sump SU002
    
    
    
    
    
    Provide new connection between
TI2030-12 and TI2030-10
    
    Y33
    
    130-FP-005
    
    130-FP-020
    
    Obsolete transfer
piping / equipment
between sump SU002 and
neutralisation pre-mix
tank TK040
    
    
    
    
    
    Remove obsolete piping between
TI2030-4 and change in pipe
material specification from P5 to
R2 (BL2140-1)
    
    N34
    
    130-FP-005
    
    130-FP-007
    
    Obsolete transfer
piping / equipment
between sump SU002 and
pre-oxidation storage
area
    
    
    
    
    
    Remove obsolete equipment /piping
between Item 33 and battery
limit 
BL2070-6
    
    Y35
    
    130-FP-016
    
    130-FP-2036
    
    Discharge from
existing oxidation
area sump pumps to
grind thickener feed
tank TK008
    
    
    1343
    
    
    Tie-in to existing pipe
150-PS-1343-215-R2 (TI2111-1)
    
    Y
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 28 of 36




---



##### Table of Contents



Design Limits for Balance of Package (contd.)
 Source
    
    Battery Limit for Piping, Equipment
    
    PhysicalP&ID Boundary
    
    
    
    Facility
    
    and Instrumentation Design under
    
    LocationItem
    
    From
    
    To
    
    Description of Boundary
    
    (1)
    
    this Package of Work
    
    (2)36
    
    130-FP-606
    
    130-FP-2036
    
    Transfer from FGO cyclone overflow to grind
thickener feed tank TK008
    
    
    1331
    
    
    Tie-in to existing pipe
400-PS-1331-1001-R1 (TI2051-1)
    
    Y37
    
    130-FP-606
    
    
    
    Obsolete transfer pipe to TK003
    
    
    
    
    
    Remove obsolete pipe between TI2051-1
and
    
    N38
    
    130-FP-038
    
    130-FP-2037
    
    Raw water feed from Londolovit supply system
    
    
    1824
    
    
    Tie-in to existing pipe
600-RW-1824-1126-P1 (TI2230-1)
    
    Y39
    
    130-FP-038
    
    130-FP-2037
    
    Raw water feed from Wurtol supply system
    
    
    1826
    
    
    Limit of process plant site at battery
limit BL2230-2
    
    Y40
    
    130-FP-606
    
    130-FP-606
    
    Obsolete valve
    
    
    
    
    
    Remove obsolete valving at TI2051-2
    
    Y41
    
    130-FP-606
    
    130-FP-606
    
    Additional drain
    
    
    1331
    
    
    Tie-in to existing pipe
450-PS-1331-1007-R1 (TI2051-3) and provide
drain to grade (BL2051-7)
    
    Y42
    
    130-FP-606
    
    130-FP-606
    
    Additional drain
    
    
    1331
    
    
    Tie-in to existing pipe
450-PS-1331-1005-R1 (TI2051-5) and provide
drain to grade (BL2051-8)
    
    Y43
    
    130-FP-606
    
    130-FP-606
    
    Additional drain
    
    
    1331
    
    
    Tie-in to existing pipe
450-PS-1331-1006-R1 (TI2051-6) and provide
drain to grade (BL2051-9)
    
    Y44
    
    130-FP-606
    
    130-FP-606
    
    Additional control valving
    
    
    1331
    
    
    Install valve to existing discharge
piping from PU1747 (TI2051-4)
    
    Y
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 29 of 36




---



##### Table of Contents



Design Limits for Balance of Package (contd.)
 Source
    
    Battery Limit for Piping, Equipment
    
    PhysicalP&ID Boundary
    
    
    
    Facility
    
    and Instrumentation Design under
    
    LocationItem
    
    From
    
    To
    
    Description of Boundary
    
    (1)
    
    this Package of Work
    
    (2)45
    
    130-FP-2037
    
    130-FP-007
    
    Transfer of underflow from
grind thickener TK2010 to
pre-oxidation storage tanks
    
    
    1341
    
    
    Flange at change of pipe material
specification from P5 to R1 (BL2070-13)
    
    N46
    
    130-FP-040
    
    130-FP-2137
    
    Filtered water supply to
flocculant make-up package
SY2103
    
    
    1410
    
    
    Tie-in to existing filtered water ring
main at nearest logical location within works
footprint (TI2243-7)
    
    Y47
    
    130-FP-2137
    
    130-FP-608
    
    Flocculant supply to existing
concentrate thickener TK1556
    
    
    1410
    
    
    Tie-in to existing pipe
80-FLC-1410-1110-P1 (TI2055-1)
    
    Y48
    
    130-FP-2045
    
    130-FP-2055
    
    Slurry transfer from
pre-oxidation storage to Autoclave
No 4 feed pumps
    
    
    1342
    
    
    Flange on branch of tee at BL2082-1
    
    Y49
    
    130-FP-059
    
    130-FP-2055
    
    Slurry transfer from existing
autoclave feeds to the feed for the
new pressure oxidation
facility
    
    
    1343
    
    
    Tie-in to existing pipe
400-PS-1343-250-S10 at nearest logical flange
to tie-in location shown (TI2081-1)
    
    Y50
    
    130-P-058
    
    130-FP-2055
    
    Slurry feed from heater vessel
HX023 to the new pressure oxidation
facility
    
    
    1343
    
    
    Tie in to existing pipe
300-PS-1343-245-S10 at TI2080-11
    
    Y51
    
    130-P-058
    
    130-P-058
    
    Obsolete pipe to be removed
    
    
    
    
    
    Removal of obsolete section of
500-PS-1343-262 between TI2080-7 and
TI2080-9
    
    Y52
    
    130-P-058
    
    130-P-058
    
    Obsolete pipe to be removed
    
    
    
    
    
    Removal of obsolete section of
500-PS-1343-262-S10 between TI2080-9 and
TI2080-11
    
    Y53
    
    130-P-058
    
    130-P-058
    
    Obsolete pipe to be removed
    
    
    
    
    
    Removal of obsolete section of
400-PS-1343-236-R2 between TI2080-8 and
TI2080-10
    
    Y
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 30 of 36




---



##### Table of Contents



Design Limits for Balance of Package (contd.)
 Source
    
    Battery Limit for Piping, Equipment
    
    PhysicalP&ID Boundary
    
    
    
    Facility
    
    and Instrumentation Design under
    
    LocationItem
    
    From
    
    To
    
    Description of Boundary
    
    (1)
    
    this Package of Work
    
    (2)54
    
    130-P-058
    
    130-P-058
    
    Drain to sump
    
    
    1343
    
    
    Tie-in to existing pipe
500-PS-1343-262-S10 at TI2080-6
and provide drain to sump
    
    Y55
    
    130-P-058
    
    130-P-058
    
    Drain to sump
    
    
    1343
    
    
    Tie-in to existing pipe
300-PS-1343-247-S10 at TI2080-12
and provide drain to sump
    
    Y56
    
    130-P-058
    
    130-P-058
    
    Slurry transfer from pre-oxidation storage to
pre-heaters
    
    
    1343
    
    
    Tie-in to existing pipe
300-PS-1343-243-R2 at TI2080-10
and provide new connection to
BL2080-4
    
    Y57
    
    130-P-058
    
    130-P-058
    
    Slurry transfer from pre-oxidation storage to
pre-heaters
    
    
    1343
    
    
    Tie-in to existing pipe
300-PS-1343-240-R2 at TI2080-5 and
provide new connection to Item
56
    
    Y58
    
    130-P-058
    
    130-FP-018
    
    Heater vessel drain to CCD thickener feed tank
TK021
    
    
    1343
    
    
    Tie in to existing heater
vessel HX021 at TI2080-1 and
provide new connection to existing
250dia nozzle on TK021 at
BL2130-3
    
    N59
    
    130-P-058
    
    130-P-058
    
    Drain from heater vessel HX022
    
    
    1343
    
    
    Tie in to existing heater
vessel HX022 at TI2080-2 and
provide new connection to Item
58
    
    Y60
    
    130-P-058
    
    130-P-058
    
    Drain from heater vessel HX023
    
    
    1343
    
    
    Tie in to existing heater
vessel HX023 at TI2080-3 and
provide new connection to Item
58
    
    Y61
    
    130-FP-040
    
    130-FP-2055
    
    Filtered water supply to booster pump
    
    
    1343
    
    
    Tie in to existing
distribution system at nearest
logical location within identified
works footprint (TI2243-3).
    
    Y62
    
    130-FP-036
    
    130-FP-2047
    
    Plant air supply to Autoclave AC2004 (No 1)
    
    
    1343
    
    
    Tie in to existing
distribution system at nearest
logical location within identified
works footprint (TI2224-6)
    
    Y
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 31 of 36




---



##### Table of Contents



Design Limits for Balance of Package (contd.)
 Source
    
    Battery Limit for Piping, Equipment
    
    PhysicalP&ID Boundary
    
    
    
    Facility
    
    and Instrumentation Design under
    
    LocationItem
    
    From
    
    To
    
    Description of Boundary
    
    (1)
    
    this Package of Work
    
    (2)63
    
    130-FP-036
    
    130-FP-2047
    
    Plant air supply to Autoclave AC2004 (No 2)
    
    
    1343
    
    
    Tie in to existing
distribution system at nearest
logical location within identified
works footprint (TI2224-6).
    
    Y64
    
    130-FP-045
    
    130-FP-2196
    
    Boosted seawater supply to plant upgrade
    
    
    1810
    
    
    Tie-in to existing pipe
750-SW-1830-040-A6 at nearest
logical location within identified
works footprint (TI2254-1) and
install booster pumps and high
pressure seawater connections
through to pressure oxidation area
(P&IDs 130-FP-2048 and
130-FP-2054) and BL2255-1
    
    Y65
    
    130-FP-2196
    
    130-FP-2048
    
    Seawater supply to Flash / Quench Train 1
    
    
    1343
    
    
    Refer Item 64
    
    Y66
    
    130-FP-2196
    
    130-FP-2054
    
    Seawater supply to Flash / Quench Train 2
    
    
    1343
    
    
    Refer Item 64
    
    Y67
    
    130-FP-2048
    
    130-FP-006
    
    Drain from Quench Vessel PV2016 to CCD
thickener feed tank TK003
    
    
    1343
    
    
    Discharge to tank TK003 at
battery limit BL2134-2
    
    N68
    
    130-FP-2054
    
    130-FP-006
    
    Drain from Quench Vessel PV2017 to CCD
thickener feed tank TK003
    
    
    1343
    
    
    Connection to Item 67
    
    N69
    
    130-FP-054
    
    130-FP-2049
    
    Demineralised water supply to seal water
system
    
    
    1343
    
    
    Tie in to existing
distribution system at nearest
logical location within identified
works footprint
    
    Y70
    
    130-FP-036
    
    130-FP-2049
    
    Plant air supply to seal water system
    
    
    1343
    
    
    Tie in to existing
distribution system at nearest
logical location within identified
works footprint (TI2224-5)
    
    Y71
    
    130-FP-2050
    
    130-FP-018
    
    Discharge from oxidation area sump pumps to CCD
wash thickener feed tank TK021
    
    
    1343
    
    
    Connection to existing
250dia nozzle on Tank TK021 at 

BL2130-1
    
    N72
    
    130-FP-038
    
    130-FP-2051
    
    Plant water supply to Quench water tank
TK2012
    
    
    1810
    
    
    Tie-in to existing pipe
350-PW-1343-010-P1 (TI2230-3)
    
    Y
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 32 of 36




---



##### Table of Contents



Design Limits for Balance of Package (contd.)
 Source
    
    Battery Limit for Piping, Equipment
    
    PhysicalP&ID Boundary
    
    
    
    Facility
    
    and Instrumentation Design under
    
    LocationItem
    
    From
    
    To
    
    Description of Boundary
    
    (1)
    
    this Package of Work
    
    (2)73
    
    130-FP-039
    
    130-FP-2052
    
    Future plant water supply for cooling coil
    
    
    1343
    
    
    Allow for connection to
existing plant water distribution
system at nearest logical location
within identified works footprint.
The principal design objective
will be to ensure that sufficient
space provisions are allowed to
accommodate the future
piping.
    
    Y74
    
    130-FP-2052
    
    130-FP-2036
    
    Future plant water return from cooling coil to
grinding thickeners
    
    
    1343
    
    
    Allow for connection to
existing piping system at nearest
logical location within identified
works footprint. The principal
design objective will be to ensure
that sufficient space provisions
are allowed to accommodate the
future piping.
    
    Y75
    
    130-FP-2146
    
    130-FP-2053
    
    Oxygen supply from new oxygen plant to oxygen
blowback vessel PV2028
    
    
    1560
    
    
    Connection flange on PV2028 at
BL2126-1
    
    Y76
    
    130-FP-2053
    
    130-FP-049
    
    Oxygen connection between PV2028 and PV028
    
    
    1343
    
    
    Tie-in to existing vessel
PV028 at TI2125-1
    
    Y77
    
    130-FP-2211
    
    130-FP-2053
    
    High pressure steam supply from new HFO boiler
to steam blowback vessel PV2029
    
    
    1396
    
    
    Connection flange on PV2029 at
BL2126-2
    
    Y78
    
    130-FP-049
    
    130-FP-2053
    
    HV Steam connection between PV029 and
PV2029
    
    
    1343
    
    
    Tie-in to existing vessel
PV029 at TI2125-2
    
    Y79
    
    130-FP-012
    
    130-FP-2076
    
    Slurry flow from existing flash vessel PV001
to flashed slurry transfer tanks
    
    
    1343
    
    
    Tie-in to existing pipe
250-PS1343-110-S4 at TI2100-1
    
    Y80
    
    130-FP-013
    
    130-FP-2076
    
    Slurry flow from existing flash vessel PV002
to flashed slurry transfer tanks
    
    
    1343
    
    
    Tie-in to existing pipe
250-PS1343-054-S4 at TI2101-1
    
    Y
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 33 of 36




---



##### Table of Contents



Design Limits for Balance of Package (contd.)
 Source
    
    Battery Limit for Piping, Equipment
    
    PhysicalP&ID Boundary
    
    
    
    Facility
    
    and Instrumentation Design under
    
    LocationItem
    
    From
    
    To
    
    Description of Boundary
    
    (1)
    
    this Package of Work
    
    (2)81
    
    130-FP-014
    
    130-FP-2076
    
    Slurry flow from
existing flash vessel
PV003 to flashed
slurry transfer
tanks
    
    
    1343
    
    
    Tie-in to existing pipe
250-PS1343-022-S4 at TI2102-1
    
    Y82
    
    130-FP-012
    
    130-FP-018
    
    Obsolete slurry
transfer pipe to
thickener feed
TK021
    
    
    
    
    
    Remove obsolete pipe between
TI2100-1 and BL2130-1
    
    N83
    
    130-FP-013
    
    130-FP-018
    
    Obsolete slurry
transfer pipe to
thickener feed
TK021
    
    
    
    
    
    Remove obsolete pipe between
TI2101-1 and BL2130-2
    
    N84
    
    130-FP-014
    
    130-FP-018
    
    Obsolete slurry
transfer pipe to
thickener feed
TK021
    
    
    
    
    
    Remove obsolete pipe between
TI2102-1 and BL2130-3
    
    N85
    
    130-FP-2076
    
    130-FP-006
    
    Flashed slurry
transfer from pressure
oxidation to CCD wash
thickener feed tank
TK003
    
    
    1343
    
    
    Discharge to Tank TK003 at BL2134-
1
    
    N86
    
    130-FP-2076
    
    130-FP-018
    
    Flashed slurry
transfer from pressure
oxidation to CCD wash
thickener feed tank
TK021
    
    
    1343
    
    
    
    
    N87
    
    130-FP-2076
    
    130-FP-018
    
    Discharge from
flashed slurry storage
area sump pump to CCD
wash thickener feed
tank TK021
    
    
    1343
    
    
    Connection to existing 250dia
nozzle on Tank TK021 at
 BL2130-2
    
    N
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 34 of 36




---



##### Table of Contents



Design Limits for Balance of Package (contd.)
 Source
    
    Battery Limit for Piping, Equipment
    
    PhysicalP&ID Boundary
    
    
    
    Facility
    
    and Instrumentation Design under
    
    LocationItem
    
    From
    
    To
    
    Description of Boundary
    
    (1)
    
    this Package of Work
    
    (2)
 MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 35 of 36




---



##### Table of Contents



Design Limits for Balance of Package (contd.)
 Source
    
    Battery Limit for Piping, Equipment
    
    PhysicalP&ID Boundary
    
    
    
    Facility
    
    and Instrumentation Design under
    
    LocationItem
    
    From
    
    To
    
    Description of Boundary
    
    (1)
    
    this Package of Work
    
    (2)
  Notes:(1)
    
    The Source facility identifies the facility number to be utilised for pipe labelling.(2)
    
    Identifies whether the battery limit of the pipe lies within the identified works footprint (Y)
or not (N). In the case of the latter, the Consultant shall be required to liaise with the
designer(s) responsible for the other works footprint(s) traversed by the pipe to establish the
applicable pipe routing / support constraints to be met in the pipe design as per Section 2.2.1. MOPU-0011-02-C Appendix 2A-2 Technical Scope of Work
    
    Page 36 of 36




---



##### Table of Contents



MILLION OUNCE PLANT UPGRADE
PROJECT
 ENGINEERING DESIGN FOR CRUSHING AND
CONVEYING FACILITIES
 APPENDIX 2/A-2
TECHNICAL SCOPE OF WORK
 ApprovedRevision
    
    Date
    
    Author
    
    By
    
    Comments01
    
    
    19/6/08
    
    CW
    
    
    
    Correction of
automated cross
referencing errors00
    
    
    6/6/08
    
    CW
    
    
    
    Issued for Tender




---



##### Table of Contents



Table of Contents
 1 INTRODUCTION
    
    
    32 LIMITS OF WORK
    
    
    32.1 General
    
    
    32.2 Battery Limits
    
    
    32.2.1 General
    
    
    32.2.2 Interpretation of P&IDs
    
    
    42.2.3 Provision of Air and Water Service Points
    
    
    42.3 Review of P&IDs
    
    
    42.4 Exclusions
    
    
    53 CONCURRENT INVESTIGATIONS
    
    
    54 KEY MILESTONES
    
    
    55 TECHNICAL SCOPE
    
    
    65.1 Primary Crushing
    
    
    65.1.1 Included Facilities
    
    
    65.1.2 Background
    
    
    65.1.3 Upgraded Operation
    
    
    75.1.4 Specific Requirements for FEED
    
    
    85.2 Primary Conveying
    
    
    95.2.1 Included Facilities
    
    
    95.2.2 Background
    
    
    95.2.3 Upgraded Operation
    
    
    95.2.4 Specific Requirements for FEED
    
    
    95.3 Ore Stacking
    
    
    105.3.1 Included Facilities
    
    
    105.3.2 Background
    
    
    105.3.3 Upgraded Operation
    
    
    115.3.4 Specific Requirements for FEED
    
    
    115.4 Preliminary Construction Packages
    
    
    116 RESPONSIBILITY MATRIX
    
    
    127 ADDITIONAL ATTACHMENTS
    
    
    148 REFERENCE INFORMATION
    
    
    159 DETAILED PIPING / EQUIPMENT LIMITS
    
    
    15
 MOPU-0016-01-C Appendix 2A-2 Technical Scope of Work
    
    Page 2 of 17




---



##### Table of Contents



1 INTRODUCTION
   2 LIMITS OF WORK
 2.1 GENERAL
  Facility
    
    Facility Name
    
    Requirements1311
    
    Primary Crushing and
Conveying System No 1
    
    Modifications to
the existing primary
conveying facilities
to accommodate
provision of the
second primary
conveying system as
per Facility 13151314
    
    Primary Crushing
System No 2
    
    Provision of
second primary
crushing facility
including crusher
discharge
conveyor.1315
    
    Primary Conveying
System No 2
    
    Provision of new
primary conveying
system from the second
primary crushing
facility to the
crushed ore stockpile,
including crossovers
to the parallel
existing conveyor
system.1316
    
    Ore Stacker No 2
    
    Provision of a
second radial stacking
conveyor at the
existing crushed ore
stockpile.
  2.2 BATTERY LIMITS
 2.2.1 General
  
    
    The design limits for piping, equipment and instrumentation shall be defined
by the following set of Feasibility Study P&IDs and the detailed piping /
equipment limits detailed in Section 9:
 130-FP-2001 Primary Crushing and Conveying, CR2001130-FP-2002 Primary Crushing and Conveying, CV2202 to Radial Stackers130-FP-2206 Fire Protection, Fire Water to Crusher CR2001
 
    
    General air and water service points shall be provided as per Section 2.2.3.
 MOPU-0016-01-C Appendix 2A-2 Technical Scope of Work
    
    Page 3 of 17




---



##### Table of Contents



2.2.2 Interpretation of P&IDs
  
    
    Equipment arrangements and equipment numbers shall be taken as given.
    
    Pipe sizing and material specifications identified through the pipe labelling are
indicative only and shall be confirmed through design.
    
    Valving arrangements are preliminary only and shall be amended as required
to meet specified isolation and control requirements.
    
    Code BL refers to a battery limit between different packages of work or
different facilities.
    
    Code Tl refers to a tie-in to an existing pipe or existing item of equipment.
    
    Tie-ins have been shown where identified to date, but it shall be a
requirement of this package of work to determine the specific location and
details of all tie-ins required to complete the works.
    
    Clouding reflects drawing changes made during the course of the Feasibility
Study design and does not necessarily reflect real physical changes to the
works. For the purposes of this package of work clouding on the drawings
shall be ignored.
    
    The drawings have been marked up with tie-ins and battery limits reflecting
multiple packages of work. The Consultant shall only be concerned with those
limits identified in the following tabulations.
    
    The 2000 series drawings (eg 130-FP-2001) cover new upgrade works. All
other drawings are mark-ups of existing drawings describing the current plant.
    
    The 0701 tag included in the drawing number block shall not be read as an
integral part of the drawing number. As per the Project Reference document,
this tag merely identifies work in progress on a new drawing.
    
    The drawing titleblock and the drawing titles currently shown in the titleblock
are not final. A separate data-base of proposed titles is available from LGL if
required.
  2.2.3 Provision of Air and Water Service Points
  2.3 REVIEW OF P&IDS
  MOPU-0016-01-C Appendix 2A-2 Technical Scope of Work
    
    Page 4 of 17




---



##### Table of Contents



2.4 EXCLUSIONS
  
    
    Electrical and Instrumentation design beyond the liaison required to:
 o
    
    Identify electrical loads;o
    
    Establish electrical routing / conduit requirements;o
    
    Ensure full instrumentation details are identified on the P&IDs.
 
    
    CAD drafting of PFDs and P&IDs.
    
    Construction Management.
 3 CONCURRENT INVESTIGATIONS
  
    
    Geotechnical drilling and soil testing within the footprint of the crushing area.
    
    Additional detailed survey within the works footprint.
 4 KEY MILESTONES
  MOPU-0016-01-C Appendix 2A-2 Technical Scope of Work
    
    Page 5 of 17




---



##### Table of Contents



5 TECHNICAL SCOPE
 5.1 PRIMARY CRUSHING
 5.1.1 Included Facilities
  5.1.2 Background
         MOPU-0016-01-C Appendix 2A-2 Technical Scope of Work
    
    Page 6 of 17




---



##### Table of Contents



5.1.3 Upgraded Operation
     PeakInstantaneousThroughput
    
    NominalCapacity
    
    ThroughputOption
    
    Description
    
    Circuit / Ore Type
    
    (tonnes/hr)
    
    (tonnes/hr)A
    
    Gyratory Crusher and
low speed rolls sizer
    
    Hard ore circuit
    
    
    2000
    
    
    
    1400Soft ore circuit
    
    
    2000
    
    
    
    1400B
    
    Common rolls circuit
    
    Common circuit with hard ore feed
    
    
    2000
    
    
    
    1400Common circuit with soft ore feed
    
    
    2000
    
    
    
    1400
  
    
    All ROM hoppers shall be designed to accept Cat 789 haul trucks.
    
    Rolls sizers with greater tolerance of higher UCS feed shall be provided.
    
    Should a gyratory crusher be provided for a separate hard ore circuit as in
Option A:
 o
    
    The feed apron feeder angle for a gyratory crusher shall be
reduced to less than 15 degrees to reduce the operating and maintenance
problems associated with the existing feeder which has an angle of 22 degrees;o
    
    More elevation shall be provided between the discharge of a
gyratory crusher and the receiving conveyor to allow maintenance clearance for
the removal of the crusher eccentric without having to dismantle
the crusher discharge conveyor.
 MOPU-0016-01-C Appendix 2A-2 Technical Scope of Work
    
    Page 7 of 17




---



##### Table of Contents



5.1.4 Specific Requirements for FEED
 5.1.4.1 General
  5.1.4.2 Issues
  
    
    Identification of the most cost-effective design principles to accommodate
identified ground conditions.
    
    Identification of access and earthworks constraints.
    
    Confirmation of the final crushing station set-out coordinates.
    
    Assessment of the identified crushing facility options to a sufficient
degree of
detail to establish inputs for economic comparison of the two alternatives,
including
 o
    
    indicative structural steelwork, concrete and earthworks quantities;o
    
    comparative maintenance inputs;o
    
    comparative electrical loads.
 
    
    Provision of a position paper which compares costs and risks for the two
crushing facility alternatives based on the assessment identified above, and
makes a recommendation on which alternative to adopt.
    
    Determination of the optimum access and tipping arrangements, retaining
wall layout and ROM bin sizing for the recommended crushing alternative.
    
    Provision of a position paper which compares constructability, operability and
capital cost of alternative layouts / ROM bin sizing arrangements and makes a
recommendation as to the preferred layout.
    
    Determination of the optimum arrangements for off-site pre-assembly /
packaging of facilities and equipment to minimise site assembly requirements.
    
    Development of sufficient general arrangement information for the crushing
facility to allow preparation of the preliminary bid packages for fabrication and
installation as identified in Section 5.4.
    
    Review of the water distribution strategy for the new crusher area and confirm
whether the plant water supply currently identified on the drawings is
adequate or whether a separate filtered water supply along the full length of
the conveyor to the crushing area is required.
 5.1.4.3 Equipment Outputs
  MOPU-0016-01-C Appendix 2A-2 Technical Scope of Work
    
    Page 8 of 17




---



##### Table of Contents




    
    Dump hoppers;
    
    Rock breaker;
    
    Apron feeders;
    
    Apron screens;
    
    Crushing equipment;
    
    Belt magnet;
    
    Crushing plant air compressor;
    
    Crusher area sump pump and wastewater transfer pump.
 5.2 PRIMARY CONVEYING
 5.2.1 Included Facilities
  5.2.2 Background
  5.2.3 Upgraded Operation
   5.2.4 Specific Requirements for FEED
 5.2.4.1 General
  5.2.4.2 Issues
  
    
    Confirmation of the final conveyor set-out coordinates.
 MOPU-0016-01-C Appendix 2A-2 Technical Scope of Work
    
    Page 9 of 17




---



##### Table of Contents




    
    Definition of the optimum cross-over arrangements that enable delivery of
output from the existing primary crushing circuit (facility 1311) to the new ore
stacker, and from the new primary crushing circuit (facility 1314) to the
existing ore stacker.
    
    Review of proposed arrangements for conveyor crossings to existing roads
and identification of any refinements that may offer a more cost-effective
approach.
    
    Development of sufficient general arrangement information for the conveyors
and associated structures to allow preparation of the preliminary bid
packages for fabrication and installation as identified in Section 5.4.
    
    Establishment of sufficient details for the required realignment of the public
road between 10850mE and 11050mE and associated conveyor culvert (ie
centreline alignment, corridor width, culvert construction method) to allow
detailed community consultation to be commenced.
    
    Determination of the optimum arrangements for off-site pre-assembly /
packaging of facilities and equipment to minimise site assembly requirements.
    
    Confirmation of electrical loads.
    
    Identification of civil works and drainage requirements along the corridor
between existing conveyor CV003 and the adjacent public road to allow
installation and operation of conveyor CV2003.
    
    Identification of general drainage arrangements at each conveyor transfer
point.
 5.2.4.3 Equipment Outputs
  
    
    Conveying equipment;
    
    Sump pumps.
 5.2.4.4 Piping Outputs
  5.3 ORE STACKING
 5.3.1 Included Facilities
  5.3.2 Background
   MOPU-0016-01-C Appendix 2A-2 Technical Scope of Work
    
    Page 10 of 17




---



##### Table of Contents



5.3.3 Upgraded Operation
    5.3.4 Specific Requirements for FEED
 5.3.4.1 General
  5.3.4.2 Issues
  
    
    Final determination of the arc of motion and rail location for the new stacker;
    
    Development of sufficient general arrangement information for the stacker
conveyor and associated structure to allow preparation of the preliminary bid
packages for fabrication and installation as identified in Section 5.4.
 
    
    Identification of the safeguards required to prevent stacker collision;
    
    Confirmation of electrical loads.
    
    Determination of the optimum arrangements for off-site pre-assembly /
packaging of facilities and equipment to minimise site assembly requirements.
    
    Identification of any construction interface issues / requirements with regards
to the separate installation of new under-pile feeders within the stockpile area.
 5.3.4.3 Equipment Outputs
  5.4 PRELIMINARY CONSTRUCTION PACKAGES
  
    
    Indicative detailed design drawing list for the entire crushing, conveying and
stacking system identified herein.
 MOPU-0016-01-C Appendix 2A-2 Technical Scope of Work
    
    Page 11 of 17




---



##### Table of Contents




    
    Scope of work and technical bid package for structural steel fabrication /
erection and mechanical installation for the entire crushing, conveying and
stacking system identified herein.
    
    Scope of work and technical bid package for civil and concrete works
associated with the entire crushing, conveying and stacking system identified
herein.
  6 RESPONSIBILITY MATRIX
  Item
    
    Description
    
    Consultant
    
    LGL1.
    
    PROJECT ADMINISTRATION1.1
    
    Provision of Existing Site Documentation
    
    
    
    X1.2
    
    Provision of Feasibility Study Documentation
    
    
    
    X1.3
    
    Technical Coordination Meetings
    
    X
    
    X1.4
    
    Design Progress Reports
    
    X1.5
    
    Final Documentation Handover
    
    X1.6
    
    Handover of Final Documentation Register
    
    X2.
    
    FRONT END ENGINEERING DESIGN2.1
    
    Review of Site Conditions2.1.1
    
    Review of Geotech / Survey Data
    
    X2.1.2
    
    Review of Existing P&IDs to Identify As-Constructed Condition
    
    X
    
    I2.2
    
    Specific FEED Issues2.2.1
    
    Primary Crushinga)
    
    Design Principles for Identified Ground Conditions
    
    X
    
    Ib)
    
    Identification of Access and Earthworks Constraints
    
    X
    
    Ic)
    
    Confirmation of Set-out Coordinates
    
    X
    
    Ad)
    
    Crushing Option Assessment and Position Paper
    
    X
    
    Ie)
    
    Layout / Bin Sizing Assessment and Position Paper
    
    X
    
    If)
    
    Optimum Pre-Assembly Strategy
    
    X
    
    Ig)
    
    Review of Water Supply
    
    X
    
    I2.2.2
    
    Primary Conveyinga)
    
    Confirmation of Set-out Coordinates
    
    X
    
    Ab)
    
    Optimum Cross-Over Arrangements
    
    X
    
    Ic)
    
    Review of Road Crossing Arrangements
    
    X
    
    Id)
    
    Road Re-alignment Requirements
    
    X
    
    Ie)
    
    Optimum Pre-Assembly Strategy
    
    X
    
    If)
    
    Confirmation of Electrical Loads
    
    Xg)
    
    Identification of Civil Works and Drainage Requirements
    
    X2.2.3
    
    Ore Stackinga)
    
    Determination of Arc of Motion
    
    X
    
    Ib)
    
    Identification of Collision Safeguards
    
    X
    
    Ic)
    
    Optimum Pre-Assembly Strategy
    
    X
    
    Id)
    
    Confirmation of Electrical Loads
    
    Xe)
    
    Identification of Construction Interface Issues
    
    X
    
    I2.2.3
    
    Preliminary Construction Packagesa)
    
    Indicative Drawing List
    
    Xb)
    
    Structural Steel Fabrication and Mechanical Installation
    
    Xc)
    
    Civil and Concrete Works
    
    X
 MOPU-0016-01-C Appendix 2A-2 Technical Scope of Work
    
    Page 12 of 17




---



##### Table of Contents



Item
    
    Description
    
    Consultant
    
    LGL2.3
    
    Process Engineering2.31
    
    Final Process Design Criteria
    
    X
    
    I, A2.3.2
    
    Review of Mass Balance
    
    X
    
    I, A2.3.3
    
    Mark-up of PFDs
    
    X
    
    A2.3.4
    
    Site Visit for Review of P&IDs
    
    X2.3.5
    
    Mark-up of P&IDs
    
    X
    
    A2.3.6
    
    Preliminary Tie In Plan
    
    X
    
    A2.3.7
    
    Preliminary Instrument List
    
    X
    
    R2.4
    
    Piping Design2.4.1
    
    Hydraulic modelling
    
    X
    
    R2.4.2
    
    Preliminary Piping Layouts
    
    X
    
    A2.4.3
    
    Preliminary Pipe Rack Loading Study
    
    X
    
    R2.4.4
    
    Quantity Take Offs
    
    X2.4.5
    
    Tie In List
    
    X
    
    A2.3.6
    
    Line List
    
    X
    
    R2.4.7
    
    Valve List
    
    X
    
    R2.4.8
    
    Design of Critical Pipework Connections
    
    X
    
    A2.5
    
    Mechanical Design2.5.1
    
    Final Plant and Equipment Layouts
    
    X
    
    I, A2.5.2
    
    Layout / General Arrangement Drawings
    
    X
    
    I, A2.5.3
    
    3D Block Model
    
    X2.5.4
    
    Updated Equipment List
    
    X
    
    R2.5.5
    
    Equipment Specifications & Data Sheets
    
    X
    
    A2.5.6
    
    Equipment Bid Packages
    
    X
    
    A2.6
    
    Civil and Concrete Design2.6.1
    
    Preliminary Foundation Designs
    
    X
    
    R2.6.2
    
    Preliminary Site Drainage Layouts
    
    X
    
    A2.6.3
    
    Preliminary Roadworks Layouts
    
    X
    
    A2.6.4
    
    Preliminary Bulk Earthworks Design
    
    X
    
    A2.6.5
    
    Quantity Take Offs
    
    X2.7
    
    Structural Steel Design2.7.1
    
    Preliminary Structural Steel Designs
    
    X
    
    R2.7.2
    
    3D Wire Model
    
    X2.7.3
    
    Quantity Take Offs
    
    X2.8
    
    Protect Scheduling2.8.1
    
    Detailed Design Schedule
    
    X
    
    I, A2.8.2
    
    ID of Long Lead Items
    
    X2.8.3
    
    ID of Critical Tie-Ins
    
    X3.
    
    DETAILED ENGINEERING3.1
    
    General3.1.1
    
    Construction Methodology
    
    X
    
    R3.1.2
    
    Commissioning Plan
    
    X
    
    A3.1.3
    
    Safety Plan
    
    X
    
    R3.1.4
    
    Design Report
    
    X3.2
    
    Civil Design3.2.1
    
    Project Specification for Fill / Backfill
    
    X
    
    R3.2.2
    
    Detailed Drawings
    
    X
    
    A3.2.3
    
    Final Material Take Offs
    
    X3.2.4
    
    Handover of Project Documentation
    
    X
 MOPU-0016-01-C Appendix 2A-2 Technical Scope of Work
    
    Page 13 of 17




---



##### Table of Contents



Item
    
    Description
    
    Consultant
    
    LGL3.3
    
    Concrete Design3.3.1
    
    Project Specification for Specialised Works
    
    X
    
    R3.3.2
    
    Detailed Drawings
    
    X
    
    A3.3.3
    
    Updated Block Model
    
    X3.3.4
    
    Final Material Take Offs
    
    X3.3.5
    
    Handover of Project Documentation
    
    X3.4
    
    Mechanical Design3.4.1
    
    Final Equipment Sizing and Selection
    
    X
    
    A3.4.2
    
    GA & Layout Drawings
    
    X
    
    A3.4.3
    
    Drawings for Non-Proprietary Equipment
    
    X
    
    A3.4.4
    
    Updated Block Model
    
    X3.4.5
    
    Final Equipment List
    
    X
    
    A3.4.6
    
    Handover of Project Documentation
    
    X3.5
    
    Piping Design3.5.1
    
    Data Sheets & Specifications for SP Items
    
    X
    
    A3.5.2
    
    Detailed Drawings
    
    X
    
    A3.5.3
    
    3D Line Diagram
    
    X3.5.4
    
    3D Piping Coordinates
    
    X3.5.5
    
    Final Material Take Offs
    
    X3.5.6
    
    Handover of Project Documentation
    
    X3.6
    
    Process Engineering3.6.1
    
    Final Review of Mass Balance
    
    X
    
    A3.6.2
    
    Final Mark-up of Process Flow Diagrams
    
    X
    
    A3.6.3
    
    Final Mark-up of P&IDs
    
    X
    
    A3.6.4
    
    Process & Operating Philosophies
    
    X
    
    R3.6.5
    
    Control Logic Documentation
    
    X
    
    R3.6.6
    
    Final Line List
    
    X
    
    A3.6.7
    
    Final Instrumentation List
    
    X
    
    A3.6.8
    
    Final Valve List
    
    X
    
    A3.6.9
    
    Final Tie-In List
    
    X
    
    A4.
    
    PROCUREMENT4.1
    
    Detailed Equipment Specifications
    
    X
    
    A4.2
    
    Comprehensive Bid Packages
    
    X
    
    A4.3
    
    Other Quotation / Contract Documentation
    
    X
    
    A4.4
    
    Requests for Quotation
    
    X
    
    R4.5
    
    Equipment Inspections
    
    X
  7 ADDITIONAL ATTACHMENTS
  
    
    The project reference document MOPU-0000-OD-R-Project Reference which
defines key project administration and documentation requirements.
    
    The process design criteria document 0701-901-OB-S-PDC Expansion.xls
which defines key process inputs to the project.
    
    Feasibility study layout and arrangement drawings:
    MOPU-0016-01-C Appendix 2A-2 Technical Scope of Work
    
    Page 14 of 17




---



##### Table of Contents



8 REFERENCE INFORMATION
  
    
    Relevant Process, Civil & Structural, Mechanical, Piping and Electrical /
Instrumentation Design Criteria.
    
    Standard LGL Construction Specifications.
    
    Background drawings and documentation describing the existing site.
    
    Draft documentation developed out of the Feasibility Study including:
 o
    
    Mass Balance;o
    
    Process Flow Diagrams;o
    
    Preliminary equipment list;o
    
    Preliminary equipment data sheets and specifications;o
    
    Preliminary instrumentation list;
 
    
    Unit construction cost and manhour rates for input to economic comparisons
of the two crushing facility options.
    
    Geotechnical and survey information.
 9 DETAILED PIPING / EQUIPMENT LIMITS
       MOPU-0016-01-C Appendix 2A-2 Technical Scope of Work
    
    Page 16 of 17




---



##### Table of Contents



MOPU-0016-01-C Appendix 2A-2 Technical Scope of Work
    
    Page 17 of 17




---



##### Table of Contents



Appendix 2/A-4
Project Design Criteria




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
 MILLION OUNCE PLANT UPGRADE
 PROCESS DESIGN CRITERIA
 Rev
    
    Description
    
    By
    
    Check
    
    Appr
    
    PE
    
    DateA
    
    Preliminary Issue
    
    DJW
    
    BJH
    
    
    
    
    
    2/10/2007B
    
    Final Draft
    
    BJH
    
    
    
    
    
    
    
    20/02/2008




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 AREA
    
    DESCRIPTION
    
    PAGE0000
    
    GENERAL
    
    
    31311
    
    PRIMARY CRUSHING AND CONVEYING
    
    
    81312
    
    CRUSHED ORE STOCKPILE
    
    
    111321
    
    ORE RECLAIM
    
    
    121322
    
    GRINDING AND CLASSIFICATION  HGO
    
    
    131341
    
    GRINDING THICKENER
    
    
    161342
    
    PRE-OXIDATION
    
    
    171343
    
    PRESSURE OXIDATION
    
    
    181345
    
    WASHING AND NEUTRALISATION
    
    
    221348
    
    CONCENTRATE THICKENER
    
    
    231350
    
    CYANIDATION AND ADSORPTION
    
    
    241360
    
    GOLD RECOVERY AND CARBON REGENERATION
    
    
    261392
    
    PLANT AIR SYSTEMS
    
    
    301410
    
    REAGENT HANDLING AND PREPARATION
    
    
    331560
    
    NEW OXYGEN PLANT No. 1
    
    
    351610
    
    TAILINGS COLLECTION SYSTEM
    
    
    361620
    
    TAILINGS DISPOSAL SYSTEM
    
    
    371711
    
    POWER GENERATION
    
    
    38SLURRY VISCOSITY MEASUREMENT DATA
    
    
    40BOND WORK INDEX DATA
    
    
    41
 Page 2 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceAREA 0000: GENERALSITE CONDITIONSLocation
    
    
    
    Lihir Island, Papua New Guinea,
    
    
    A50 km north-east of New Ireland
    
    
    AEnvironment
    
    
    
    Tropical, coastal thermal springs
    
    
    A
    
    Because of its proximity to the equator. Lihir is not subject to cyclonesLatitude
    
    
    
    
    3°05S
    
    
    ALongitude
    
    
    
    
    152°34E
    
    
    AElevation
    
    m
    
    Sea-level
    
    
    ABarometric pressure
    
    kPa,a
    
    
    101.3
    
    
    AAmbient air temperature:- recorded maximum
    
    °C
    
    
    34.7
    
    
    A
    
    NSR Report CR235/15, Aug. 88. Observed data from Nov. 84 to Jun. 88- recorded minimum
    
    °C
    
    
    19.3
    
    
    A
    
    NSR Report CR235/15, Aug. 88. Observed data from Nov. 84 to Jun. 88- mean daily, 07:00 hours
    
    °C
    
    
    23.5
    
    
    A
    
    NSR Report CR235/15, Aug. 88. Observed data from Nov. 84 to Jun. 88- mean daily, 13:00 hours
    
    °C
    
    
    28
    
    
    A
    
    NSR Report CR235/15, Aug. 88. Observed data from Nov. 84 to Jun. 88Annual precipitation records (Palie Mission)- minimum
    
    mm
    
    
    2014
    
    
    A
    
    NSR Report CR235/15, Aug.88- average
    
    mm
    
    
    3682
    
    
    A
    
    NSR Report CR235/15, Aug.88- maximum
    
    mm
    
    
    4470
    
    
    A
    
    NSR Report CR235/15, Aug.88Seismic zone
    
    
    
    
    2
    
    
    A
    
    PNG Standard 1001-1982: Part 4Relative humidity (recorded at 07:00 hours):- minimum
    
    %
    
    
    53
    
    
    A
    
    NSR Report CR 235/15, Aug. 88- mean
    
    %
    
    
    84
    
    
    A
    
    NSR Report CR 235/15, Aug. 88- maximum
    
    %
    
    
    96
    
    
    A
    
    NSR Report CR 235/15, Aug. 88Relative humidity (recorded at 13:00 hours):- minimum
    
    %
    
    
    25
    
    
    A
    
    NSR Report CR 235/15, Aug. 88- mean
    
    %
    
    
    75
    
    
    A
    
    NSR Report CR 235/15, Aug. 88- maximum
    
    %
    
    
    97
    
    
    A
    
    NSR Report CR 235/15, Aug. 88Absolute humidity
    
    kg water/kg air
    
    
    0.02
    
    
    AWind conditions:- code velocity
    
    m/s
    
    
    26
    
    
    A
    
    PNG Standard 1001-1982: Part 3- terrain category
    
    
    
    
    1
    
    
    A
    
    PNG Standard 1001-1982: Part 3- mean maximum daily speed
    
    km/h
    
    
    14.3
    
    
    A
    
    NSR Report CR235/15, Aug.88- prevailing directions
    
    
    
    SE and NW
    
    
    A
    
    NSR Report CR235/17, 1992
 Page 3 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceAREA 0000: GENERALMINE RESERVESOre Types
    
    
    
    Free Dig (Advanced Argillic)
    
    
    ASoft Blast (Argillic)
    
    
    AMedium Blast (Argillic Boiling Zone)
    
    
    ABoiling Zone Med-Hard
    
    
    AHard Blast (Anhydrite Seal)
    
    
    AReserve tonnes- Free Dig
    
    Mt
    
    
    29.9
    
    
    A
    
    Ivan Hunter Prelim Milling Circuit Review, July 2007- Soft Blast
    
    Mt
    
    
    2.9
    
    
    A
    
    Ivan Hunter Prelim Milling Circuit Review, July 2007- Medium Blast
    
    Mt
    
    
    44.3
    
    
    A
    
    Ivan Hunter Prelim Milling Circuit Review, July 2007- Boiling Zone Med-Hard
    
    Mt
    
    
    40.5
    
    
    A
    
    Ivan Hunter Prelim Milling Circuit Review, July 2007- Hard Blast
    
    Mt
    
    
    99.9
    
    
    A
    
    Ivan Hunter Prelim Milling Circuit Review, July 2007PLANT OPERATING SUMMARYOperating Schedule  Primary Crushing and ConveyingDays per year
    
    days
    
    
    365
    
    
    AHours per day
    
    h
    
    
    24
    
    
    AMechanical availability
    
    %
    
    
    80
    
    
    A
    
    E-mail correspondence (10/10/07)- BE (LGL) &BH (LSA)Utilisation
    
    %
    
    
    90
    
    
    A
    
    E-mail correspondence (10/10/07) - BE (LGL) & BH (LSA)Operating uptime
    
    %
    
    
    72
    
    
    A
    
    calcAnnual operation
    
    h
    
    
    6,307
    
    
    A
    
    calcOperating Schedule  Process Plant and InfrastructureDays per year
    
    days
    
    
    365
    
    
    AHours per day
    
    h
    
    
    24
    
    
    AOverall availability
    
    %
    
    
    86
    
    
    A
    
    Note that LGL Budget 2008-2010: 3 yr average 90%Annual operation
    
    h
    
    
    7,534
    
    
    A
    
    calcROM Ore ThroughputAnnual HGO treatment- design
    
    dMtpa
    
    
    9.0
    
    
    AAnnual FGO treatment- design
    
    dMtpa
    
    
    3.0
    
    
    A
    
    Instruction by LMC at commencement of Flotation BFS
 Page 4 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceAREA 0000: GENERALROM Ore Feed GradeHGO feed grade, LOM average- gold
    
    g/t
    
    
    2.7
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr average- sulphide sulphur
    
    %Ss
    
    
    5.1
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr averageHGO feed grade, range (annual average)- gold
    
    g/t
    
    
    2.3-5.2
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr average- sulphide sulphur
    
    %Ss
    
    
    4.5-6.3
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr averageFGO feed grade, LOM average- gold
    
    g/t
    
    
    2.0
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr average- sulphide sulphur
    
    %Ss
    
    
    4.3
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr averageFGO feed grade, range (annual average)- gold
    
    g/t
    
    
    1.9-3.4
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr average- sulphide sulphur
    
    %Ss
    
    
    2.5-7.8
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr averageRecovery ParametersFlotation recovery, mass- Soft Blast
    
    w/w%
    
    
    29.5
    
    
    B
    
    Flotation BFS- Medium Blast
    
    w/w%
    
    
    29.1
    
    
    B
    
    Flotation BFS- Hard Blast
    
    w/w%
    
    
    29.7
    
    
    B
    
    Flotation BFS- Stockpile
    
    w/w%
    
    
    34.8
    
    
    B
    
    Flotation BFS- 2011-2021 Average
    
    w/w%
    
    
    30.6
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr averageFlotation recovery, gold- Soft Blast
    
    %
    
    
    91.1
    
    
    A
    
    Flotation BFS- Medium Blast
    
    %
    
    
    92.4
    
    
    A
    
    Flotation BFS- Hard Blast
    
    %
    
    
    93.7
    
    
    A
    
    Flotation BFS- Stockpile
    
    %
    
    
    75.8
    
    
    B
    
    Flotation BFS- 2011-2021 Average
    
    w/w%
    
    
    90.0
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr averageFlotation recovery, sulphide sulphur- Soft Blast
    
    %
    
    
    85.3
    
    
    A
    
    Flotation BFS- Medium Blast
    
    %
    
    
    84.8
    
    
    A
    
    Flotation BFS- Hard Blast
    
    %
    
    
    93.3
    
    
    A
    
    Flotation BFS- Stockpile
    
    %
    
    
    86.3
    
    
    B
    
    Flotation BFS
 Page 5 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceAREA 0000: GENERAL- 2011-2021 Average
    
    w/w%
    
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr averageCIL gold recovery, average
    
    %
    
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr averageRecovered gold grade, LOM average- HGO
    
    g/t
    
    
    
    A
    
    Calculated- FGO
    
    g/t
    
    
    
    A
    
    CalculatedAnnual gold production- average
    
    oz
    
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr average- minimum
    
    oz
    
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr average- maximum
    
    oz
    
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr averageSulphide Sulphur CapacityFlotation concentrate production, average
    
    tpa
    
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr averageAutoclave feed, average
    
    tpa
    
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr average%Ss
    
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr averageAverage autoclave teed (expansion), sulphide sulphur- Flotation concentrate
    
    tpa
    
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr average- HGO
    
    tpa
    
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr average- Total
    
    tpa
    
    
    
    B
    
    Calculatedt/h
    
    
    
    B
    
    CalculatedAutoclave feed (current), sulphide sulphur
    
    tpa
    
    
    
    B
    
    Upgrade Case LOM Schedule 2011-2021: 11 yr averaget/h
    
    
    
    B
    
    CalculatedDesign sulphide to POX feed
    
    t/h
    
    
    
    B
    
    Based on TG168 and the analysis used for the Lihir Mine
Expansion Scoping Study 2006 Volume 1 & LSA advise. Current value is 40.5 (=13.5x3) t/h from 2007 Base Case + 27 t/h from B1(c) expansion.Raw water quality Londolovit catchment:Calcium as Ca
    
    mg/L
    
    
    
    AMagnesium as Mg
    
    mg/L
    
    
    
    APotassium as K
    
    mg/L
    
    
    
    ASodium as Na
    
    mg/L
    
    
    
    AIron as Fe
    
    mg/L
    
    
    
    AChloride as Cl
    
    mg/L
    
    
    
    ASulphate as SO4
    
    mg/L
    
    
    
    A
    
    NAL analysis of Londolovit water samples dated 27 February, 1995
 Page 6 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceAREA 0000: GENERALAlkalinity as CaCO3
    
    mg/L
    
    
    30
    
    
    ATotal Hardness as CaCO3
    
    mg/L
    
    
    56
    
    
    ASilicon as SiO2
    
    mg/L
    
    
    25
    
    
    ApH
    
    
    
    
    6.9 to 7.2
    
    
    AConductivity
    
    μs/cm
    
    
    135
    
    
    A
 Page 7 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria0701-901-0B-S-PDC ExpansionLIHIR GOLD LIMITEDEXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referencePRIMARY CRUSHING AND CONVEYINGOperating availability
    
    %
    
    
    
    A
    
    E-mail correspondence 10/10/07 - BE (LGL) & BH (LSA)Utilisation
    
    %
    
    
    
    A
    
    E-mail correspondence 10/10/07 - BE (LGL) & BH (LSA)Annual uptime
    
    %
    
    
    
    A
    
    CalcAnnual operation
    
    h
    
    
    
    A
    
    CalcAnnual crushing capacity, required
    
    dMtpa
    
    
    
    A
    
    Ore production Yr 2014: Target Case LOM Schedule 2011-2021Average capacity, required
    
    dtph
    
    
    
    A
    
    CalcTotal crushing capacity, installed
    
    dMtpa
    
    
    
    AROM Ore CharacteristicsMaximum lump size
    
    mm
    
    
    
    A
    
    LSA advice: BHOre bulk density  Hard ore      (wet  nominal)
    
    
    
    
    
    A
    
    A. Stojsic, 18/19 Sept. 91(dry basis)
    
    
    
    
    
    A
    
    Calculated 1.6 x 0.9Ore bulk density  Soft Ore       (wet nominal)
    
    
    
    
    
    A
    
    Same as hard oreSpecific Gravity- Free Dig
    
    
    
    
    
    A
    
    Ivan Hunter Prelim Milling Circuit Review, July 2007- Soft Blast
    
    
    
    
    
    A
    
    Ivan Hunter Prelim Milling Circuit Review, July 2007- Medium Blast
    
    
    
    
    
    A
    
    Ivan Hunter Prelim Milling Circuit Review, July 2007- Boiling Zone Med-Hard
    
    
    
    
    
    A
    
    Ivan Hunter Prelim Milling Circuit Review, July 2007- Hard Blast
    
    
    
    
    
    A
    
    Ivan Hunter Prelim Milling Circuit Review, July 2007AMoisture content, nominal- Hard Ore
    
    w/w%
    
    
    
    A
    
    A. Stojsic, 18/19 Sept. 91. Bl(c) - for crusher sizing only. 10% used for mass balance.- Soft Ore, range
    
    w/w%
    
    
    
    A
    
    LSA advice: BH- Soft Ore, average
    
    w/w%
    
    
    
    A
    
    LSA advice: BHUni-axial Compressive Strength (UCS)- Soft Blast
    
    Mpa
    
    
    
    A
    
    Lienitz- Medium Blast
    
    Mpa
    
    
    
    A- Hard Blast
    
    Mpa
    
    
    
    AHard Ore ROM sizing (% passing), typical400 mm
    
    w/w%
    
    
    
    A
    
    Split-Online average (8 ROM/Minifie samples): LMC Primary Crusher Audit350 mm
    
    w/w%
    
    
    
    A
    
    Split-Online average (8 ROM/Minifie samples): LMC Primary Crusher Audit300 mm
    
    w/w%
    
    
    
    A
    
    Split-Online average (8 ROM/Minifie samples): LMC Primary Crusher Audit




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria0701-901-0B-S-PDC ExpansionLIHIR GOLD LIMITEDEXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referencePRIMARY CRUSHING AND CONVEYING250 mm
    
    w/w%
    
    
    
    A
    
    Split-Online average (8 ROM/Minifie samples): LMC Primary Crusher Audit200 mm
    
    w/w%
    
    
    
    A
    
    Split-Online average (8 ROM/Minifie samples): LMC Primary Crusher Audit150 mm
    
    w/w%
    
    
    
    A
    
    Split-Online average (8 ROM/Minifie samples): LMC Primary Crusher Audit120 mm
    
    w/w%
    
    
    
    A
    
    Split-Online average (8 ROM/Minifie samples): LMC Primary Crusher Audit110 mm
    
    w/w%
    
    
    
    A
    
    Split-Online average (8 ROM/Minifie samples): LMC Primary Crusher Audit90 mm
    
    w/w%
    
    
    
    A
    
    Split-Online average (8 ROM/Minifie samples): LMC Primary Crusher Audit65 mm
    
    w/w%
    
    
    
    A
    
    Split-Online average (8 ROM/Minifie samples): LMC Primary Crusher Audit40 mm
    
    w/w%
    
    
    
    A
    
    Split-Online average (8 ROM/Minifie samples): LMC      Primary Crusher Audit20 mm
    
    w/w%
    
    
    
    A
    
    Split-Online average (8 ROM/Minifie samples): LMC Primary Crusher AuditHard Ore ROM size range (% passing)400 mm
    
    w/w%
    
    
    
    A
    
    Split-Online results (8 ROM/Minifie samples): LMC Primary Crusher Audit350 mm
    
    w/w%
    
    
    
    A
    
    Split-Online results (8 ROM/Minifie samples): LMC Primary Crusher Audit300 mm
    
    w/w%
    
    
    
    A
    
    Split-Online results (8 ROM/Minifie samples): LMC Primary Crusher Audit250 mm
    
    w/w%
    
    
    
    A
    
    Split-Online results (8 ROM/Minifie samples): LMC Primary Crusher Audit200 mm
    
    w/w%
    
    
    
    A
    
    Split-Online results (8 ROM/Minifie samples): LMC Primary Crusher Audit150 mm
    
    w/w%
    
    
    
    A
    
    Split-Online results (8 ROM/Minifie samples): LMC Primary Crusher Audit120 mm
    
    w/w%
    
    
    
    A
    
    Split-Online results (8 ROM/Minifie samples): LMC Primary Crusher Audit110 mm
    
    w/w%
    
    
    
    A
    
    Split-Online results (8 ROM/Minifie samples): LMC Primary Crusher Audit90 mm
    
    w/w%
    
    
    
    A
    
    Split-Online results (8 ROM/Minifie samples): LMC Primary Crusher Audit65 mm
    
    w/w%
    
    
    
    A
    
    Split-Online results (8 ROM/Minifie samples): LMC Primary Crusher Audit40 mm
    
    w/w%
    
    
    
    A
    
    Split-Online results (8 ROM/Minifie samples): LMC Primary Crusher Audit20 mm
    
    w/w%
    
    
    
    A
    
    Split-Online results (8 ROM/Minifie samples): LMC Primary Crusher AuditSoft Ore ROM sizing (% passing)400 mm
    
    w/w%
    
    
    
    A
    
    Split-Online analysis (Lienetz sample): LMC Primary Crusher Audit350 mm
    
    w/w%
    
    
    
    A
    
    Split-Online analysis (Lienetz sample): LMC Primary Crusher Audit300 mm
    
    w/w%
    
    
    
    A
    
    Split-Online analysis (Lienetz sample): LMC Primary Crusher Audit250 mm
    
    w/w%
    
    
    
    A
    
    Split-Online analysis (Lienetz sample): LMC Primary Crusher Audit200 mm
    
    w/w%
    
    
    
    A
    
    Split-Online analysis (Lienetz sample): LMC Primary Crusher Audit150 mm
    
    w/w%
    
    
    
    A
    
    Split-Online analysis (Lienetz sample): LMC Primary Crusher Audit120 mm
    
    w/w%
    
    
    
    A
    
    Split-Online analysis (Lienetz sample): LMC Primary Crusher Audit110mm
    
    w/w%
    
    
    
    A
    
    Split-Online analysis (Lienetz sample): LMC Primary Crusher Audit90 mm
    
    w/w%
    
    
    
    A
    
    Split-Online analysis (Lienetz sample): LMC Primary Crusher Audit65 mm
    
    w/w%
    
    
    
    A
    
    Split-Online analysis (Lienetz sample): LMC Primary Crusher Audit40 mm
    
    w/w%
    
    
    
    A
    
    Split-Online analysis (Lienetz sample): LMC Primary Crusher Audit20 mm
    
    w/w%
    
    
    
    A
    
    Split-Online analysis (Lienetz sample): LMC Primary Crusher Audit




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria0701-901-0B-S-PDC ExpansionLIHIR GOLD LIMITEDEXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referencePRIMARY CRUSHING AND CONVEYINGAREA 1311: CRUSHING CIRCUIT No. 1ROM Dump Hopper (Hard Ore)Feed method
    
    
    
    
    
    ATruck type
    
    
    
    
    
    ATruck load capacity
    
    m3
    
    
    
    A
    
    Cat 785C SAE (2:1) capacity: Caperpillar brochuret
    
    
    
    ADump access
    
    
    
    
    
    A
    
    Designed to accommodate Cat 785C - 136tDump hopper capacity
    
    m3
    
    
    
    At
    
    
    
    Atruck loads
    
    
    
    A
    
    Truck scheduling flexibility for direct dumpingPrimary Crusher (Hart Ore)Feed method
    
    
    
    
    
    AFeeder capacity
    
    wtph
    
    
    
    A
    
    Check data sheetsMaximum feed rock size
    
    mm
    
    
    
    A
    
    Previous criteria - GD-1, 15 Aug. 89Crusher open side setting (OSS)-maximum
    
    mm
    
    
    
    A
    
    Equipment Specification No. MI09- minimum
    
    mm
    
    
    
    A
    
    Equipment Specification No. MI09Product size, maximum
    
    mm
    
    
    
    A
    
    Equipment Specification No. Ml09Product size, P80- Secondary Crusher on-line
    
    mm
    
    
    
    A
    
    LSA advice: BH- Secondary Crusher off-line
    
    mm
    
    
    
    A
    
    Investigation of Lihir Grinding Circuit, JK Tech July 2001Primary crusher capacity, minimum OSS
    
    dtph
    
    
    
    A
    
    125 mm OSS, 29 mm eccentric throw: Nordberg Red Bookwtph
    
    
    
    A
    
    Calculation based on nominal mostune of 10%.Primary crusher capacity, maximum OSS
    
    dtph
    
    
    
    A
    
    190 mm OSS, 29 mm eccentric throw: Nordberg Red BookROM Dump Hopper (Soft Ore)
    
    wtph
    
    
    
    A
    
    Calculation based on nominal mosture of 10%.




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria0701-901-0B-S-PDC ExpansionLIHIR GOLD LIMITEDEXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referencePRIMARY CRUSHING AND CONVEYINGFeed method
    
    
    
    
    
    A
    
    LGL advice: Design basisTruck Type
    
    
    
    
    
    A
    
    LGL advice: Design basisTruck load capacity
    
    m3
    
    
    
    A
    
    Cat 777D Load capacity: Sandvik Rock Processing Manualt
    
    
    
    A
    
    Based on Soft Ore bulk densityDump access
    
    
    
    
    
    A
    
    Upgraded to accommodate Cat 777DDump hopper capacity
    
    m3
    
    
    
    B
    
    Obtain volume from drawingst
    
    
    
    Btruck loads
    
    
    
    BPrimary Crusher (Soft Ore)Feed method
    
    
    
    
    
    AFeeder capacity
    
    wtph
    
    
    
    ACrusher Type
    
    
    
    
    
    AModel
    
    
    
    
    
    AMaximum feed rock size
    
    mm
    
    
    
    A
    
    LGL advice: Design basisMaximum product size, P95
    
    mm
    
    
    
    A
    
    Equipment SpecificationCrusher throughput, maximum
    
    wtph
    
    
    
    A
    
    LGL advice: Design basisdtph
    
    
    
    ACrusher throughput, nominal
    
    wtph
    
    
    
    Adtph
    
    
    
    ASecondary CrusherCrusher type
    
    
    
    
    
    AModel
    
    
    
    
    
    ACrusher throughput- nominal
    
    wtph
    
    
    
    A
    
    From datasheet 11069-00-CR1001_1 (Flotation Project)- design
    
    wtph
    
    
    
    A
    
    From datasheet 11069-00-CR1001_1 (Flotation Project)Feed size-P100
    
    mm
    
    
    
    A
    
    From datasheet 11069-00-CR1001_1 (Flotation Project)-P50
    
    mm
    
    
    
    A
    
    From datasheet 11069-00-CR1001_1 (Flotation Project)




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria0701-901-0B-S-PDC ExpansionLIHIR GOLD LIMITEDEXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referencePRIMARY CRUSHING AND CONVEYINGProduct size-P100
    
    mm
    
    
    
    A
    
    From datasheet 11069-00-CR1001_1 (Flotation Project)-P80
    
    mm
    
    
    
    A
    
    From datasheet 11069-00-CR1001_1 (Flotation Project)Conveying and StackingCrushed ore conveyor maximum capacity
    
    wtph
    
    
    
    A
    
    LSA advice: Conveyor design basisMaximum lump size
    
    mm
    
    
    
    A
    
    VJK: Allowance for chute, hopper and conveyor skirting clearance sizing.Stockpile radial stacker capacity
    
    wtph
    
    
    
    A
    
    Instantaneous normal operating throughputAREA 1314: CRUSHING CIRCUIT No. 2




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria0701-901-0B-S-PDC ExpansionLIHIR GOLD LIMITEDEXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1312: CRUSHED ORE STOCKPILEInstantaneous plant throughputHGO
    
    t/h
    
    
    
    AFGO
    
    t/h
    
    
    
    AOperating schedule
    
    h/d
    
    
    
    AOre Stockpile Capacity Required, total (HGO & FGO)
    
    t
    
    
    
    B
    
    Expansion capacity requirement change a result of assuming 2 crushing lines and one is always available. Based on 10 day shut of large crusher, and operating smaller crusher at 5.0 Mtpa.Angle of repose
    
    *
    
    
    
    A
    
    Typical value for crushed rockAngle of draw
    
    *
    
    
    
    A
    
    Typical value for crushed rock




---



##### Table of Contents



Day
    
    0
    
    1
    
    2
    
    3
    
    4
    
    5
    
    
    6
    
    
    7
    
    
    8
    
    
    9
    
    
    10startfinishDrawdown to process plantCrushed are to COSCOS Stockpile Drawdown CalculationsCrusher Downtime
    
    
    
    
    
    days
    
    (select between 1 and 10 days)Initial COS Stockpile tonnage required
    
    
    
    
    
    tMinimum COS Stockpile tonnage
    
    
    
    
    
    tMinimum Crushing rate
    
    
    
    
    
    MtpaCrusher Annual availability
    
    
    
    
    
    %Process Plant throughput
    
    
    
    
    
    MtpaProcess Plant availability
    
    
    
    
    
    %




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria0701-901-0B-S-PDC ExpansionLIHIR GOLD LIMITEDEXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceCRUSHED ORE RECLAIMNumber of reclaim systems
    
    
    
    
    
    A
    
    Incorporating 2 reclaim systems for HGO and 1 for FGO oreReclaim method
    
    
    
    
    
    AReclaim feeder type
    
    
    
    
    
    APlant availability (except as noted)
    
    %
    
    
    
    AAREA 1321: ORE RECLAIM (FGO & HGO)HGO ReclaimAnnual throughput, typical
    
    dMtpa
    
    
    
    AReclaim demand, nominal
    
    dtph
    
    
    
    A
    
    Based on TG168 and the analysis used for the Lihir MineExpansionConfiguration
    
    
    
    
    
    A
    
    U indicates under-pile and E indicates Emergency which are FEL fed.Status
    
    
    
    
    
    AFeeder capacity, each (dry basis)- underpile
    
    t/h
    
    
    
    A
    
    Design rate of installed feeders- emergency
    
    t/h
    
    
    
    A
    
    Design rate of installed feedersEmergency feed hopper- volume
    
    m3
    
    
    
    A
    
    Original basis 10 min retention: 375 x (10/60) 1.44- capacity
    
    t
    
    
    
    A
    
    Calc for bulk density 1.44- residence
    
    min
    
    
    
    A
    
    Calc.FGO ReclaimAnnual throughput, typical
    
    dMtpa
    
    
    
    AReclaim demand, nominal
    
    dtph
    
    
    
    A
    
    Based on TG168 and the analysis used for the Lihir Mine Expansion




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria0701-901-0B-S-PDC ExpansionLIHIR GOLD LIMITEDEXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceConfiguration
    
    
    
    
    
    A
    
    U indicates under-pile and E indicates Emergency which are FEL fed.Status
    
    
    
    
    
    A
    
    existing E feeder with future installation of U feedersFeeder capacity, each (dry basis)- underpile
    
    t/h
    
    
    
    A
    
    Design rate of original feeders- emergency
    
    t/h
    
    
    
    A
    
    Design rate of original feedersEmergency feed hopper- volume
    
    m3
    
    
    
    A
    
    Original basis 10 min retention: 375 x (10/60) 1.44- capacity
    
    t
    
    
    
    A
    
    Calc for bulk density 1.44- residence
    
    min
    
    
    
    A
    
    Calc.AREA 1325: ORE RECLAIM (HGO)HGO ReclaimAnnual throughput, typical
    
    dMtpa
    
    
    
    A
    
    TBCReclaim demand, nominal
    
    dtph
    
    
    
    A
    
    TBCConfiguration
    
    
    
    
    
    A
    
    U indicates under-pile and E indicates Emergency which are FEL fed.Status
    
    
    
    
    
    AFeeder capacity, each (dry basis)- underpile
    
    t/h
    
    
    
    A
    
    Design rate of original feeders- emergency
    
    t/h
    
    
    
    A
    
    Design rate of original feedersEmergency feed hopper- volume
    
    m3
    
    
    
    A
    
    Original basis 10 min retention: 375 x (10/60) 1.44- capacity
    
    t
    
    
    
    A
    
    Calc for bulk density 1.44- residence
    
    min
    
    
    
    A
    
    Calc.




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria0701-901-0B-S-PDC ExpansionLIHIR GOLD LIMITEDEXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceGRINDING AND CLASSIFICATION  HGOGENERALNumber of grinding circuits
    
    
    
    
    
    AAvailability
    
    %
    
    
    
    AAnnual operation
    
    h
    
    
    
    AAnnual throughput, maximum- HGO Circuit 1
    
    Mtpa
    
    
    
    A- HGO Circuit 2
    
    Mtpa
    
    
    
    AAverage throughput, maximum production year- HGO Circuit 1
    
    t/h
    
    
    
    A- HGO Circuit 2
    
    t/h
    
    
    
    AOre SG
    
    t/m3
    
    
    
    A
    
    Determined for various ore types at Hazen and Lakefield, range 2.7 to 2.9Bond abrasion index,- maximum
    
    
    
    
    
    A
    
    Data from testwork at IPRC ranged from 0.0005 to 0.12.- average
    
    
    
    
    
    ABond ball mill work index, basis Lienitz (100%)
    
    kWh/t
    
    
    
    A
    
    Test work IPRC/Hazen, see table attached, ore type LB2Feed size, 80% passing
    
    mm
    
    
    
    A
    
    9/08/2004 Meeting with LMC. No change for  Bl(c) as the flotation requirement is unchanged. Specified P80 110 mm for the 54-75 gyratory crusher, but it is doubtful crusher can achieve this small sizeAREA 1322: HGO GRIND CIRCUIT 1SAG Mill




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria0701-901-0B-S-PDC ExpansionLIHIR GOLD LIMITEDEXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceGRINDING AND CLASSIFICATION  HGOProduct size, 80% passing
    
    μm
    
    
    
    ADrive speed control
    
    
    
    
    
    AOperating speed range
    
    % of critical
    
    
    
    ATrommel opening size
    
    mm x mm
    
    
    
    A
    
    Final sizing will be based on vendor data and mill circuit modellingMill discharge pulp density
    
    %w/w solids
    
    
    
    A
    
    Industry practiceBall charge, maximum
    
    %
    
    
    
    ABall size, maximum
    
    mm
    
    
    
    ABall consumption
    
    kg/t
    
    
    
    A
    
    LGL long term consumptionBall storage bin capacity
    
    days
    
    
    
    A
    
    7 is nominal and a repeat of the existing hopper design is adequateBall MillType
    
    
    
    
    
    AProduct size, 80% passing
    
    μm
    
    
    
    A
A
    
    2007 Base is most likely higher (~150μm) JKTech study simulation 7 Investigation of Lihir Grinding Circuit July 2001Power required
    
    kWh/t
    
    
    
    A
    
    See table attached, ore type LB2Mill discharge pulp density
    
    %w/w solids
    
    
    
    A
    
    Industry practiceBall charge
    
    %
    
    
    
    ACirculating load
    
    %
    
    
    
    A
    
    Revised from 1996 basis of 300% to 317%Ball size
    
    mm
    
    
    
    ABall consumption
    
    kg/t
    
    
    
    A
    
    LGL long term consumptionBall storage bin capacity
    
    days
    
    
    
    A
    
    7 is nominal and a repeat of the existing hopper design is adequateCyclone feed pump sump retention time
    
    minutes
    
    
    
    A
    
    Industry practiceCyclone feed pump drive type
    
    
    
    
    
    A
    
    LMC practiceCyclone Feed Pump Speed Control
    
    
    
    
    
    ACyclones




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceGRINDING AND CLASSIFICATION  HGONumber of cyclone clusters
    
    
    
    
    
    
    
    A
    
    ExistingOverflow density
    
    %w/w solids
    
    
    
    
    
    A
    
    To be reviewed for the Bl(c) feasibility.Underflow density
    
    %w/w solids
    
    
    
    
    
    A
    
    Pebble crusher project design criteriaTrash ScreenType
    
    
    
    
    
    
    
    ANominal aperture
    
    mm
    
    
    
    
    
    A
    
    LMC 9th June 2005. Aperture size based on Geho pump cone valve wear - VJKAREA 1326: HGO GRIND CIRCUIT 2SAG MillProduct size, 80% passing
    

μm
    
    
    
    
    
    BDrive speed control
    
    
    
    
    
    
    
    BOperating speed range
    
    % of critical
    
    
    
    
    
    BTrommel opening size
    
    mm x mm
    
    
    
    
    
    B
    
    Final sizing will be based on vendor data and mill circuit modellingMill discharge pulp density
    
    %w/w solids
    
    
    
    
    
    B
    
    Industry practiceBall charge, maximum
    
    %
    
    
    
    
    
    BBall size, maximum
    
    mm
    
    
    
    
    
    BBall consumption
    
    kg/t
    
    
    
    
    
    B
    
    LGL long term consumptionBall storage bin capacity
    
    days
    
    
    
    
    
    B
    
    7 is nominal and a repeat of the existing hopper design is adequateBall MillType
    
    
    
    
    
    
    
    BProduct size, 80% passing
    
    μm
    
    
    
    
    
    B
    
    2007 Base is most likely higher
(~150μm)
 Page 19 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceGRINDING AND CLASSIFICATION  HGOPower required
    
    kWh/t
    
    
    
    
    
    B
    
    See table attached, ore type LBZMill discharge pulp density
    
    %w/w solids
    
    
    
    
    
    B
    
    Industry practiceBall charge
    
    %
    
    
    
    
    
    BCirculating load
    
    %
    
    
    
    
    
    B
    
    Revised from 1996 basis of 300% to 317%Ball size
    
    mm
    
    
    
    
    
    BBall consumption
    
    kg/t
    
    
    
    
    
    B
    
    LGL long term consumptionBall storage bin capacity
    
    days
    
    
    
    
    
    B
    
    7 is nominal and a repeat of the existing hopper design is adequateCyclone feed pump sump retention time
    
    minutes
    
    
    
    
    
    B
    
    Industry practiceCyclone feed pump drive type
    
    
    
    
    
    
    
    B
    
    LMC practiceCyclone Feed Pump Speed Control
    
    
    
    
    
    
    
    BCyclonesNumber of cyclone clusters
    
    
    
    
    
    
    
    B
    
    ExistingOverflow density
    
    %w/w solids
    
    
    
    
    
    B
    
    To be reviewed for the B1(c)
feasibility.Underflow density
    
    %w/w solids
    
    
    
    
    
    B
    
    Pebble crusher project design criteriaTrash ScreenType
    
    
    
    
    
    
    
    BNominal aperture
    
    μm
    
    
    
    
    
    B
    
    BJH - after site consultation
 Page 20 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1341: GRINDING THICKENERInstantaneous plant throughput
    
    t/h
    
    
    
    
    
    AOre moisture
    
    %
    
    
    
    
    
    A
    
    Letter: T.I. Probert to R. Andrews, Z. Zavodni, 21 Mar. 89Chloride in ore moisture, nominal
    
    ppm
    
    
    
    
    
    A
    
    Memo: A McDonald 11 February 2003Soluble chloride in washed thickener underflow (maximum), solids
    
    g/t
    
    
    
    
    
    A
    
    Memo: V. Ketcham, 19 Nov. 91Grinding thickener feed tank:Mixing efficiency
    
    %
    
    
    
    
    
    A
    
    AssumedMaximum feed density
    
    %
    
    
    
    
    
    A
    
    Plant operating practiceNominal residence time
    
    minutes
    
    
    
    
    
    A
    
    Industry practiceGrinding thickener:No. of
    
    
    
    
    
    
    
    A
    
    Second grind thickener installed n 2006Thickener diameter
    
    m
    
    
    
    
    
    AUnit area (design)
    
    m2/t/d
    
    
    
    
    
    A
    
    From preliminary tests on lienetz boiling zone with 15%margin for ore type variability -LMC MemoPre-feasibility study
grinding thickener sizing 3rd Feb2003Unit area (operating)
    
    m2/t/d
    
    
    
    
    
    A
    
    CalculationThickener type
    
    
    
    
    
    
    
    A
    
    Previous criteria GD-1, 15 Aug. 89Underflow density, solids
    
    %
    
    
    
    
    
    A
    
    BJH - based on site performance range typically 48 - 52Overflow clarity
    
    ppm
    
    
    
    
    
    A
    
    Typical design valueFlocculant type
    
    
    
    
    
    
    
    AThickener overflow tank residence time
    
    minutes
    
    
    
    
    
    A
    
    Industry practice
 Page 21 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1342: PREOXIDATIONSlurry density in pre-ox tanks
    
    % solids
    
    
    
    
    
    ARetention time (total)
    
    h
    
    
    
    
    
    A
    
    Calculated Tank volume is 3257 m3. Based on 4.2 Mtpa HGO throughput for 2007 Base Case. Based on additional 3 Mtpa for expansionNumber of tanks Arrangement
    
    
    
    
    
    
    
    A
    
    Required for process controlArrangement
    
    
    
    
    
    
    
    A
    
    Piping design to allow for batch operationAgitator
    
    
    
    
    
    
    
    ARequirement for Pre-oxidation
    
    
    
    
    
    
    
    A
    
    Due to operation of POX Pre-heaters no carbonate removal is required in Pre ox.Aeration air to tank
    
    
    
    
    
    
    
    Brate
    
    Nm3/h/l,000 m3 slurry
    
    
    
    
    
    B
    
    Not required. Circuit duty is now strictly blending.Pre-oxidation chemical reactions (Extents %)1     CaCO3 + H2SO4           →
    
    CaSO4 + H2O + CO2
    
    
    
    
    
    B
    
    Not relevantCircuit duty is now strictly blending.2     MnCO3 + H2SO4          →
    

MnSO4 + H2O+>-CO2
    
    
    
    
    
    B
    
    Not relevantCircuit duty is now strictly blending.3     3CaCO3 + Fe2(SO4)3    →
    

Fe2O3 + 3CaSO4 + 3CO2
    
    
    
    
    
    B
    
    Not relevantCircuit duty is now strictly blending.4     CaSO4 + 2H2O             →
    

CaSO4,2H2O
    
    
    
    
    
    B
    
    Not relevantCircuit duty is now strictly blending.Sizing of recycle line
    
    
    
    
    
    
    
    B
    
    Not relevantCircuit duty is now strictly blending.
 Page 22 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1343: PRESSURE OXIDATIONOxygen requirements:     utilization
    
    %
    
    
    
    
    
    A
    
    Actual plant performance between 90 and 92%.     sulphur oxidation
    
    %
    
    
    
    
    
    B
    
    Average Expansion 2011 - LOM. Range is 90.9 to 96.0. Calculated value.     purity
    
    volume %
    
    
    
    
    
    A
    
    RTTS Metsim Input     Usage rate
    
    kg O2/kg S-fed
    
    
    
    
    
    B
    
    BJHNumber of autoclaves4.2m I.S. diameter
    
    
    
    
    
    
    
    A5.6m I.S. diameter
    
    
    
    
    
    
    
    AAutoclave temperature:     nominal operating
    
    °C
    
    
    
    
    
    A     maximum operating
    
    °C
    
    
    
    
    
    A
    
    Memo: V. Ketcham to C. Sylvester, 12 Sept. 91     operating range
    
    °C
    
    
    
    
    
    AAutoclave pressure:     nominal operating
    
    kPa.a
    
    
    
    
    
    A     maximum operating
    
    kPa.a
    
    
    
    
    
    A
    
    Memo: V. Ketcham to C. Sylvester, 12 Sept. 91     oxygen overpressure
    
    kPa
    
    
    
    
    
    A
    
    Asumes only steam and O2 comprise the vapour spaceAutoclave retention time, total
    
    minutes
    
    
    
    
    
    A
    
    Calculation based on LMC mine schedule (TG168 Float 20050412 1939.xlsDischarge slurry density minimum
    
    %Solids
    
    
    
    
    
    A
    
    Required to prevent formation of elemental sulphur according toSherrit Gordon, based an Sao Bento experience     Relief valve cold set pressure
    
    kPa.a
    
    
    
    
    
    A
    
    Nominal oxygen plant supply pressure     Relief valve over pressure allowance
    
    %
    
    
    
    
    
    A
    
    Industry practiceAutoclave Agitators     Number/Autoclave
    
    
    
    
    
    
    
    A

}     Configuration
    
    
    
    
    
    
    
    A
 Page 23 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1343: PRESSURE OXIDATIONA
}
    For Bl(c) the exact configuration and type of agitators to be determined      Type
    
    
    
    
    
    
    
    APreheater:
    
    N
    
    
    
    
    
    A
    
    ExistingFlashed slurry carryover in flash steam existing system
    
    %
    
    
    
    
    
    A
    
    LGL Estimate.Flash Vessels:
    
    
    
    
    
    
    
    
    
    Calculated from Sherritt Gordon Vessel     Total number           4.2m I.S. dia. Clave
    
    
    
    
    
    
    
    A5.6m I.S. dia. Clave
    
    
    
    
    
    
    
    A     Vessel gas rise velocity
    
    m
    
    
    
    
    
    A
    
    Calculation     Duct design velocity
    
    m
    
    
    
    
    
    A
    
    Calculation     New Duct lining
    
    
    
    
    
    
    
    A
    
    AMD Email 16/3/03     Thickness,                rubber

    
    m
    
    
    
    
    
    Acastable
    
    m
    
    
    
    
    
    AQuench Vessel:     Entry
    
    
    
    
    
    
    
    A     Lining
    
    
    
    
    
    
    
    A
    
    Two courses lower half, one course above     Diameter                  4.2m I.S. dia. Clave
    
    m
    
    
    
    
    
    A
    
    Limit pressure drop to l00kPa during catastrophic choke failure5.6m I.S. dia. Clave
    
    m
    
    
    
    
    
    B
    
    2 Quench Vessels idnetical to the original     Temperature, Exit
    
    oc
    
    
    
    
    
    A
    
    AMcDScrubber:     Design gas flow rate normal
    
    m
    
    
    
    
    
    A
    
    Calculation(per scrubber)     range
    
    m
    
    
    
    
    
    A
    
    VJK.     Pressure drop,          max
    
    kPa.a
    
    
    
    
    
    A
    
    Assumptionmin
    
    kPa.a
    
    
    
    
    
    A
    
    Assumption     Safety Relief Type
    
    
    
    
    
    
    
    A
    
    VJK
 Page 24 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    
    
    
    
    Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1343: PRESSURE OXIDATION     Relief pressure difference
    
    
    
    
    
    kPa
    
    
    
    
    
    A
    
    RTTS Recommendation Teleconference June 18, 2004Flash Tank Recycle to Pre-Ox
    
    
    
    
    
    m3/h
    
    
    
    
    
    A
    
    Not used in normal operations. See
flash vessel carry over in Flash Vessel section aboveChemical reactions occurring in autoclaves1 2FeS2 + 7O2 + 2H2O
    
    
    →
    
    
    2FeSO4 + 2H2SO4
    
    
    
    
    
    A2 CuFeS2 + 4O2
    
    
    →
    
    
    CuSO4 + FeSO4
    
    
    
    
    
    A3 4FeAsS + 13O2 + 6H2O
    
    
    →
    
    

4H3AsO4
+ 4FeSO4
    
    
    
    
    
    A4 PbS + 2O2
    
    
    →
    
    
    PbSO4
    
    
    
    
    
    A5 ZnS + 2O2
    
    
    →
    
    
    ZnSO4
    
    
    
    
    
    A6
CaCO3 + H2SO4
    
    
    →
    
    
    CaSO4 + H2O + CO2
    
    
    
    
    
    A7 MnCO3 + H2SO4+ H2O
    
    
    →
    
    
    MnSO4 + 2H2O + CO2
    
    
    
    
    
    A8 4FeSO4 + 2H2SO4 + O2
    
    
    →
    
    

2Fe2(SO4)3
+ 2H2O
    
    
    
    
    
    A9
2H3AsO4 + Fe2(SO4)3
    
    
    →
    
    
    2FeAsO4 + 3H2SO4
    
    
    
    
    
    A10
PbSO4 + 3Fe2(SO4)3 + 12H2O
    
    
    →
    
    
    Pb.Fe6(SO4)4(OH)12 + 6H2SO4
    
    
    
    
    
    A11 3A12(SO4)3 + K2SO4 + 12H2O
    
    
    →
    
    

2KA1(SO4)2 + 4Al(OH)3 + 6H2SO4
    
    
    
    
    
    A12 3Fe2(SO4)3 + K2SO4 + 12H2O
    
    
    →
    
    

K2.Fe3(SO4)2(OH)6
+ 6H2SO4
    
    
    
    
    
    A13 3Fe2(SO4)3 + 14H2O
    
    
    →
    
    
    H3O.Fe3(SO4)2(OH)6 + 5H2SO4
    
    
    
    
    
    A14 Fe2(SO4)3 + 3H2O
    
    
    →
    
    
    Fe2O3 + 3H2SO4
    
    
    
    
    
    A15 Ca(OH)2.CaO.4SiO2 + 3H2SO4
    
    
    →
    
    
    3CaSO4 + 4SiO2 + 4H2O
    
    
    
    
    
    A16 Mg(OH)2.2MgO.4SiO2 + 3H2SO4
    
    
    →
    
    

3MgSO4 + 4SiO2 + 4H2O
    
    
    
    
    
    A17 4H2SO4 + 2KAlSi3O8
    
    
    →
    
    
    A12(SO4)3 + K2SO4 + 6SiO2 + 4H2O
    
    
    
    
    
    AQuench water temperature
    
    
    
    
    
    oC
    
    
    
    
    
    A
    
    Average Londolovit River water temperature of 26o, plus 2°C pumping heat assumed.Quench water flow (based on Year 2009)
    
    
    
    
    
    m3/hr per autoclave
    
    
    
    
    
    B
    
    Original 1996 design basis 150 m3/h - Doubled for new autoclave.Quench water flow (based on Year 2009)
    
    
    
    
    
    m3/hr to choke
    
    
    
    
    
    B
    
    Original 1996 design basis 40 m3/h - Doubled for new autoclave.
 Page 25 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1343: PRESSURE OXIDATIONResidual sulphide in autoclave discharge solids     Sulphide (S2)
    
    %
    
    
    
    
    
    B
    
    Average Expansion 2011 - LOM. Based on average sulphide oxidation.Residual concentrations in solution in
autoclave discharge (before choke) based on Year 2009     Fe2+
    
    g/L
    
    
    
    
    
    B

ü
úúú
ý
ú
þ     Fe3+
    
    g/L
    
    
    
    
    
    B     Pb2+
    
    g/L
    
    
    
    
    
    B     A13+
    
    g/L
    
    
    
    
    
    B
    2007 Basis.     H3AsO4
    
    g/L
    
    
    
    
    
    B     H2SO4
    
    g/L
    
    
    
    
    
    B
 Page 26 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    

Revn
    
    Holds, comments, design basis, referenceAREA 1345: WASHING AND NEUTRALISATIONThickener feed mix tanks: mixing efficiency
    
    %
    
    
    
    
    
    A
    
    Assumed, Conc. in overflow divided
by Conc. in underflow slurry density: maximum solids
    
    %
    
    
    
    
    
    A
    
    Enviro-Clear recommendation minimum solids
    
    %
    
    
    
    
    
    A
    
    Enviro-Clear recommendation nominal retention time
    
    minutes
    
    
    
    
    
    A
    
    Industry practiceUse existing size tanksCCD thickeners: number of trains
    
    
    
    
    
    
    
    A number of stages
    
    
    
    
    
    
    
    A thickener type
    
    
    
    
    
    
    
    A unit area
    
    m2/t/d
    
    
    
    
    
    A
    
    Based on clay ore, Enviro-Clear
tests at Sherritt Gordon in Nov.88 and tests at
Lakefield in Jun. 88 thickener underflow density
    
    % solids
    
    
    
    
    
    A
    
    Continuous tests by Sherritt Gordon
supported by batch settling tests by Eimco and Enviro-Clear for normal ore acid concentration (H2SO4) in No. 2 underflow solution
    
    g/l
    
    
    
    
    
    A
    
    Preliminary Process Design
Criteria, 26 Jul. 88, by Sherritt Gordon. Minimizes lime consumption and probability of viscosity problems flocculant type
    
    
    
    
    
    
    
    A
 Page 27 of 47




---



##### Table of Contents



(LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1348: CONCENTRATE THICKENERConcentrate ThickenerType
    
    
    
    
    
    ANo. thickeners
    
    
    
    
    
    A
    
    Configure in Stage 2 as two concentrate 2 stage CCD circuitsUnderflow Density
    
    % w/w
    
    
    
    ASpecific settling area for thickener design
    
    m2/t/h
    
    
    
    A
    
    Used for thickener design. Settling rate will be achievedby varying flocculant dosage.Flocculant addition ratemax
    
    g/t
    
    
    
    A
    
    Based on RTTS Lihir Flotation Concentrate Thickener Sizingtestwork (GAL170 Report No. AR2412, 31/3/2005)range
    
    g/t
    
    
    
    A
    
    Based on RTTS Lihir Flotation Concentrate Thickener Sizingtestwork (GAL170 Report No. AR2412, 31/3/2005)Chloride in final concentrate:Water
soluble chloride in final concentrate thickener underflow (maximum), solids
    
    g/t
    
    
    
    A
    
    To meet requirements for maximum of 50ppm soluble chlorides in autoclave feed.Concentrate Thickener Feed TankResidence Time
    
    minutes
    
    
    
    A
    
    AKAU
 Page 28 of 47




---



##### Table of Contents



(LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1350: CYANIDATION
AND ADSORPTIONNeutralisation pre-mix
tank:   number of trains
    
    
    
    
    
    A   slurry density
    
    % solids
    
    
    
    A
    
    Assumption   nominal retention time
    
    minutes
    
    
    
    A
    
    Assumption   agitator type
    
    
    
    
    
    A
    
    Need to discuss with vendor concept ofhigher shear impellers.Neutralisation:   number of trains
    
    
    
    
    
    A   number of stages
    
    
    
    
    
    A
    
    Memo: V. Ketcham to C. Sylvester, 4 Nov. 91   slurry density
    
    % solids
    
    
    
    A
    
    Based on site meeting held in Feb
2007   total retention time
    
    h
    
    
    
    A
    
    Memo: V. Ketcham to C. Sylvester, 4 Nov.91 Use existing size tanks?   agitator type
    
    
    
    
    
    ALeach pulp density
    
    % solids
    
    
    
    A
    
    From LMC 9th June 2005Leach-CIL slurry
retention time
    
    h
    
    
    
    A
    
    From LMC 9th June 2005No. of Leach-CIL
trains
    
    
    
    
    
    ANo of Leach tanks per
train
    
    
    
    
    
    AGold dissolution in
leach tank
    
    %
    
    
    
    ANo of CIL tanks per train
    
    
    
    
    
    ANumber of stages, with carbon
    
    
    
    
    
    ATrash Screen   Type
    
    
    
    
    
    A
    
    Bid analysis M002   Nominal apperture
    
    mm
    
    
    
    A
    
    As per 1996 design
 Page 29 of 47




---



##### Table of Contents



(LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1350: CYANIDATION AND ADSORPTIONADesign solution loss
    
    mg/L Au
    
    
    
    
    
    Based on site meeting held in Feb 2007; previously 0.01Agitator type
    
    
    
    
    
    AAir to leach
    
    Nm3/h/m3 slurry
    
    
    
    A
    
    Chimney Creek Design BasisCIL carbon concentration,       min
    
    g/L
    
    
    
    A
    
    For advance pump sizingnominal
    
    g/L
    
    
    
    A
    
    Industry practiceDesign carbon loading
    
    g/t Au
    
    
    
    AInstantaneous carbon advance rate
    
    t/h
    
    
    
    A
    
    Calculation. Using gold production of 954,000 oz/y(highest production year in LMC mine schedule, TG168Float 20050412 1939.xls;Carbon size
    
    mm X mm
    
    
    
    A
    
    Industry practiceCarbon interstage screens
    
    
    
    
    
    A
    
    A. Stojsic, 19 Sept. 91   Type
    
    
    
    
    
    A
    
    Bid evaluation M-003. Existing screens are KEMIX   Nominal aperture
    
    mm
    
    
    
    A
    
    Industry practice   Screen unit capacity
    
    m3/h/m2
    
    
    
    A
    
    Existing screen is 80m3/h/m2Carbon safety screen   Type
    
    
    
    
    
    A
    
    Feasibility Report design basis   Nominal aperture
    
    mm
    
    
    
    A
    
    Industry practice
 Page 30 of 47




---



##### Table of Contents



(LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1360: GOLD RECOVERY AND CARBON REGENERATIONGold production:   design Au grade
    
    g/t
    
    
    
    B
    
    Expansion (2011) to LOM   maximum Au grade
    
    g/t
    
    
    
    B
    
    Expansion (2011) to LOM   gold extraction (design)
    
    %
    
    
    
    A
    
    Memo: V. Ketcham re 2.825 Mt/a plant, 12 Sept. 91. Basis for gold room equipment onlyAcid washing of carbon:   no. of columns
    
    
    
    
    
    A   carbon bulk density, dry
    
    t/m3
    
    
    
    A   carbon bulk density, wet drained
    
    t/m3
    
    
    
    A
    
    Industry practice   carbon moisture content wet drained
    
    %
    
    
    
    A
    
    Typical value   carbon density
    
    t/m3
    
    
    
    A   carbon batch size
    
    t
    
    
    
    A   cycle (typical):
    
    
    
    
    
    A   fill
    
    h
    
    
    
    A
    
    Site recommendation for acid wash cycle   acid wash
    
    h
    
    
    
    A
    
    Site recommendation for acid wash cycle   drain
    
    h
    
    
    
    A
    
    Site recommendation for acid wash cycle   rinse
    
    h
    
    
    
    A
    
    Site recommendation for acid wash cycle   empty
    
    h
    
    
    
    A
    
    Site recommendation for acid wash cycle   total
    
    h
    
    
    
    A   flow
    
    BV/h
    
    
    
    ACarbon Elution   No of elution trains
    
    
    
    
    
    A   System
    
    
    
    
    
    A
    
    GD-1,15 Aug l989   Type - Normal Operation
    
    
    
    
    
    A
    
    Trade of Study, J.Lammers. Oct. 1991- Alternate Operation
    
    
    
    
    
    A   Column material of construction
    
    
    
    
    
    A
    
    Better corrosion resistance from possible chloride carryover compared to 304 SS   Design loaded carbon loading
    
    g Au/t C
    
    
    
    A   Design barren carbon loading
    
    g Au/t C
    
    
    
    A
    
    Current Operating   Maximum planned gold production
    
    oz/a
    
    
    
    B
    
    BJH - Based on maximum expansion year
 Page 31 of 47




---



##### Table of Contents



(LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1360: GOLD RECOVERY AND CARBON REGENERATION   Loaded Carbon to elution circuit (max)
    
    t/d
    
    
    
    A
    
    Calculation. To be updated for new gold design gradesContinuous Elution   Elution capacity requirement
    
    t carbon/d
    
    
    
    A
    
    calculation   Column capacity (design) - existing      max
    
    t/d
    
    
    
    Anom
    
    t/d
    
    
    
    A   Minimum solution superficial velocity
    
    mm/s
    
    
    
    A
    
    AARL design criteria for continuous elutior   Eluant / carbon flowrate
    
    m3/m3
    
    
    
    A
    
    1 mm/s Superficial Velocity   Design allowance for bed expansion
    
    %
    
    
    
    A
    
    Safety factor   Carbon aspect ratio
    
    1/d
    
    
    
    A
    
    AARL design criteria   Operating temperature at column intel
    
    °C
    
    
    
    A
    
    From LMC 9th June 2005   Operating temperature at column discharge,continuous
    
    °C
    
    
    
    A
    
    AARL design criteria for continuous elutiorbatch
    
    °C
    
    
    
    ASolution height
    
    m
    
    
    
    A
    
    Sufficient to prevent flashing of vapour at an inlet temperature of 115°C at atmospheric pressure   Pre-Soak Solution Composition
    
    wt% NaOH
    
    
    
    A
    
    AARL design criteria for continuous elutiorwt% NaCN
    
    
    
    A
    
    AARL design criteria for continuous elutiorHeat Exchangers   Type
    
    
    
    
    
    A   Heating medium
    
    
    
    
    
    A   Steam transport pressure
    
    kPa.g
    
    
    
    A
    
    Match power plant boilers output   Steam transport temperature
    
    °C
    
    
    
    A
    
    Steam tables   Steam operating pressure
    
    kPa.g
    
    
    
    A
    
    Saturation pressure at 140°C   Steam operating temperature
    
    °C
    
    
    
    A
    
    Limit for standard HX Gaskets   Total steam heat value
    
    kJ/kg
    
    
    
    A
    
    Steam tables   HX area design allowance
    
    %
    
    
    
    A
    
    Design allowance   Pre-Soak Solution Inlet Temperature
    
    °C
    
    
    
    A
    
    Assumption   Pre-Soak Solution Outlet Temperature
    
    °C
    
    
    
    A
    
    AARL design criteria for continuous elutior   Pre-Soak HX pressure drop (solution side)
    
    kPa
    
    
    
    A
    
    Design allowance   Eluant Inlet Temperature
    
    °C
    
    
    
    A
    
    Nominal filtered water temperature
 Page 32 of 47




---



##### Table of Contents



(LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1360: GOLD RECOVERY AND CARBON REGENERATION   Eluant Outlet Temperature
    
    °C
    
    
    
    A
    
    From LMC 9th June 2005   Eluant HX pressure drop
    
    kPa
    
    
    
    A
    
    Design allowanceElectrowinning cells:   number of cells
    
    
    
    
    
    A
    
    2 lines of 2 cells per line   cathode material
    
    
    
    
    
    A   cell type
    
    
    
    
    
    A   total efficiency
    
    %
    
    
    
    A
    
    Single pass. Update from site meeting in Fcb 2007   design pregnant solution tenor
    
    g/t Au
    
    
    
    A
    
    Industry practice   design barren solution tenor
    
    g/t Au
    
    
    
    A
    
    Industry practice   operating temperature
    
    °C
    
    
    
    AGold Production   Design Au grade pour schedule
    
    days/fortnight
    
    
    
    A
    
    Assumes night shift sludge drying and day shift pouring   Gold production            max
    
    kg/d
    
    
    
    A   Maximum bullion production
    
    kg/pour
    
    
    
    A   Maximum flux requirement
    
    %
    
    
    
    A
    
    VJK 25/5/95Carbon Regeneration (Diesel fired kiln):   No. of kilns:
    
    
    
    
    
    A   Kiln capacity (nominal):
    
    kg/h
    
    
    
    A
    
    2007 Base Case and Overall Expansion assumes diesel fired kiln not operating.   Kiln capacity (design):
    
    kg/h
    
    
    
    A
    
    2007 Base Case and Overall Expansion assumes diesel fired kiln not operating   Regeneration temperature:
    
    °C
    
    
    
    A
    
    From LMC 9th June 2005   Nominal carbon residence time:
    
    min
    
    
    
    A
    
    2007 Base Case and Overall Expansion assumes diesel fired kiln not operating   Operation:
    
    
    
    
    
    A
    
    Carbon Regeneration Kiln datasheet No. 1426DS001 28/01/2004   dewatering screen nominal aperture
    
    mm
    
    
    
    A
    
    Carbon Regeneration Kiln datasheet No. 1426DS001 28/01/2004   Availability:
    
    %
    
    
    
    A
    
    Carbon Regeneration Kiln datasheet No. 1426DS001 28/01/2004   type of kiln:
    
    
    
    
    
    A
    
    Carbon Regeneration Kiln datasheet No. 1426DS001 28/01/2004   Heat Source
    
    
    
    
    
    A
    
    Carbon Regeneration Kiln datasheet No. 1426DS001 28/01/2004
 Page 33 of 47




---



##### Table of Contents



(LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1360: GOLD RECOVERY AND
CARBON REGENERATIONCarbon Regeneration (Electric fired kiln):   No. of kilns:
    
    
    
    
    
    A   Kiln capacity (nominal):
    
    kg/h
    
    
    
    A
    
    Site meeting held in Feb 2007 indicates that nominal kiln capacity is approx. 500 kg/h, with maximum of 750 kg/h.   Kiln capacity (design):
    
    kg/h
    
    
    
    A   Regeneration temperature:
    
    °C
    
    
    
    A
    
    From LMC 9th June 2005   Nominal carbon residence time:
    
    min
    
    
    
    A   Operation:
    
    mm
    
    
    
    A
    
    Carbon Regeneration Kiln datasheet No. 1426DS001 28/01/2004   dewatering screen nominal aperture
    
    %
    
    
    
    A
    
    Carbon Regeneration Kiln datasheet No. 1426DS001 28/01 /2004   Availability:
    
    
    
    
    
    A
    
    Carbon Regeneration Kiln datasheet No. 1426DS001 28/01 /2004   type of kiln:
    
    
    
    
    
    A
    
    Carbon Regeneration Kiln datasheet No. 1426DS001 28/01/2004   Heat Source
    
    
    
    
    
    A
    
    Carbon Regeneration Kiln datasheet No. 1426DS001 28/01/2004
 Page 34 of 47




---



##### Table of Contents



(LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Rev'n
    
    Holds, comments, design basis, referenceAREA 1392: PLANT AIR SYSTEMSPlant Air Source, Normal
    
    
    
    
    
    A   Nominal flow
    
    Nm3/h
    
    
    
    A   Piping design flow
    
    Nm3/h
    
    
    
    A   Design pressure
    
    kPa.g
    
    
    
    A   Composition
    
    
    
    
    
    A   Dew Point
    
    °C
    
    
    
    AInstrument Air Source, Normal
    
    
    
    
    
    A   Design flow
    
    Nm3/h
    
    
    
    A   Design pressure
    
    kPa.g
    
    
    
    A   Composition
    
    
    
    
    
    A   Dew Point
    
    °C
    
    
    
    ABackup Plant air compressor  Process area:   gas volume required
    
    Nm3/h
    
    
    
    A
    
    Additional plant air for B1(C) expansion can either come from new oxygen plant compressor or independent air compressor.   design pressure required at end use point
    
    kPa.g
    
    
    
    A   receiver capacity
    
    m3
    
    
    
    A   no. of compressors
    
    
    
    
    
    ABackup Instrument air compressor Process area:   gas volume required
    
    Nm3/h
    
    
    
    A
    
    Additional instrument air for B1(C) expansion can either come from new oxygen plant compressor or independent air compressor   pressure required at end use point
    
    kPa.g
    
    
    
    A   receiver capacity
    
    m3
    
    
    
    A   receiver pressure rating
    
    kPa
    
    
    
    A
    
    20% above operating pressure   no. of compressors
    
    
    
    
    
    A   no. of air dryers
    
    
    
    
    
    A
    
    For standby when O2 plant is down   design dew point
    
    °C
    
    
    
    A
 Page 35 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1392: PLANT AIR SYSTEMSFlotation Instrument air compressor:   gas volume required
    
    Nm3/h
    
    
    
    
    
    A   pressure required at end use point
    
    kPa.g
    
    
    
    
    
    A   receiver capacity
    
    m3
    
    
    
    
    
    A
    
    Comprising of 2 x 5m3 receivers (1 for plant air and 1 for 
    instrument air)   receiver pressure rating
    
    kPa
    
    
    
    
    
    A
    
    20% above operating pressure   no. of compressors
    
    
    
    
    
    
    
    A   no. of air dryers
    
    
    
    
    
    
    
    A   design dew point
    
    oC
    
    
    
    
    
    ALeach air compressor   air volume required
    
    Nm3/h
    
    
    
    
    
    A
    
    Leach air requirement, standard compressor size   pressure required
    
    kPa.g
    
    
    
    
    
    A
    
    Standard supply pressure   No. of compressors
    
    
    
    
    
    
    
    APre-oxidation air compressor   air volume required
    
    Nm3/h
    
    
    
    
    
    A
    
    Pre-oxidation air requirement (criteria)   pressure required
    
    kPa.g
    
    
    
    
    
    A
    
    Standard supply pressure   No. of compressors
    
    
    
    
    
    
    
    AMill clutch air compressor (HGO Grinding):   air volume required
    
    Nm3/h
    
    
    
    
    
    A
    
    Mill clutch requirement   pressure required
    
    kPa.g
    
    
    
    
    
    A
    
    Industry practice   receiver size
    
    m3
    
    
    
    
    
    A
    
    Typical (integral unit)   receiver pressure rating
    
    kPa.g
    
    
    
    
    
    A
    
    20% above operating pressure   no. of compressors
    
    
    
    
    
    
    
    A
    
    Plant air provides back-upPrimary Crusher compressor   air volume required
    
    Nm3/h
    
    
    
    
    
    A
    
    Sized for operation of two air hoses
 Page 36 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    

Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceAREA
1392: PLANT AIR SYSTEMS pressure required
    
    kPa.g
    
    
    
    
    
    A
    
    Industry practics   receiver capacity
    
    m3
    
    
    
    
    
    A
    
    Typical   no. of compressors
    
    
    
    
    
    
    
    A
    
    No standby
 Page 37 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    

Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1410: MAJOR REAGENT HANDLING AND PREPARATIONSodium hydroxideCarbon stripping
    
    
    
    kg/t ore
    
    
    
    
    
    A
    
    50% solution, 15m3 container tanksSodium cyanideCyanidation & Carbon stripping
    
    
    
    kg/t ore
    
    
    
    
    
    A
    

Solid
eggs 100% NaCN 0.8 - 1.05 t bags, made to 20% solutionLime, (kiln and slaker)Lime Silo (original)
    
    
    
    t
    
    
    
    
    
    BLime Silo (new)
    
    
    
    t
    
    
    
    
    
    BNeutralisation
    
    
    
    kg/t ore milled
    
    
    
    
    
    A
    

Imported
Lime (>92.5% CaO). Figure includes HGO SAG mill additionHGO Grinding
    
    
    
    kg/t HGO milled
    
    
    
    
    
    A
    
    Based on RTTS testwork February 2005FGO Grinding
    
    
    
    kg/t FGO milled
    
    
    
    
    
    A
    
    Based on RTTS testwork February 2005Milk of Lime storage capacity
    
    
    
    h
    
    
    
    
    
    B
    

Maintained
existing MOL storage tank (1410-TK101) but added additional slaking
capacity.Existing Lime Slaker
    
    type
    
    
    
    
    
    
    
    Acapacity
    
    t/h
    
    
    
    
    
    ANew Lime Slaker
    
    type
    
    
    
    
    
    
    
    Acapacity
    
    t/h
    
    
    
    
    
    ANew Lime
Slaker
    
    type
    
    
    
    
    
    
    
    B
    
    Identical installation to Flotation Expansion installationcapacity
    
    t/h
    
    
    
    
    
    BMgONeutralisation
    
    
    
    kg/t milled
    
    Not required
    
    A
    

Transferred
from shipping container to hopper using bob-cat and loader
 Page 38 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    

Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1410: MAJOR REAGENT HANDLING AND PREPARATIONHydrochloric acid
    
    kg/t milled
    
    
    
    
    
    A
    
    30% solutionFlocculant
    
    
    
    
    
    
    
    
    
    0.7 t per bagGrinding thickenerStage 1
    
    g/t ore
    
    
    
    
    
    B
    

New
flocculant imixing plant: CIBASC AJW8000T to supply grinding
thickening and concentrate thickeningStage 2
    
    g/t ore
    
    
    
    
    
    B
    

New
flocculant imixing plant: CIBASC AJW8000T to supply grinding
thickening and concentrate thickeningCCD1-1
    
    g/t solids
    
    
    
    
    
    A

}CCD1-2
    
    g/t  solids
    
    
    
    
    
    A

    2 trains of 2 CCD oxidised residue wash thickeners will have flocculant supplied by the 3 existing CIBASC AJW2000T mix plants.CCD2-1
    
    g/t  solids
    
    
    
    
    
    BCCD2-2
    
    g/t solids
    
    
    
    
    
    BConcentrate Thickener (range)
    
    
    
    
    
    
    
    A
    

Based
on RTTS setling testwork (GAL170 Lihir Thickener Sizing Feasibility
Study, 24/12/04). Dependent on ore blast type and blending
strateg)Stage 1
    
    g/t concentrate
    
    
    
    
    
    B
    

New
flocculant imixing plant: CIBASC AJW8000T to supply grinding
thickening and concentrate thickeningCarbon
    
    kg/t leached
    
    
    
    
    
    A
    
    1 t bulka bagsSAG mill balls
    
    kg/t milled
    
    
    
    
    
    A
    
    Shipping container. Update from site meeting in Feb 2007Ball mill balls
    
    kg/t milled
    
    
    
    
    
    A
    
    Shipping container. Update from site meeting in Feb 2007
 Page 39 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    

Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1560: NEW OXYGEN PLANT NO. 1Production rate, contained O2
    
    t/d
    
    
    
    
    
    A
    

Based
on additional 70 t/h oxygen requirement for B1(C) ExpansionOxygen purity, volume
    
    %
    
    
    
    
    
    ATrains
    
    No.
    
    
    
    
    
    AOperating air compressors
    
    No.
    
    
    
    
    
    AOperating
oxygen compressors
    
    No.
    
    
    
    
    
    A
    
    NB - Depends on the type of plant.Delivery
pressure at O2 plant battery limits
    
    kPa.g
    
    
    
    
    
    AMaximum short duration supply pressure
    
    kPa.g
    
    
    
    
    
    ACooling water flow
    
    m3/h
    
    
    
    
    
    A
    

Based
on information from Linde during 2006 Expansion scoping study.Cooling (sea water) temperature
    
    oC
    
    
    
    
    
    ALiquid
oxygen storage reserves
    
    h
    
    
    
    
    
    ALiquid nitrogen storage
    
    t
    
    
    
    
    
    AOn-stream factor, minimum
    
    %
    
    
    
    
    
    ANominal turndown without venting
    
    %
    
    
    
    
    
    A
    
    NB - Depends on the type of plant.
 Page 40 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1610: TAILINGS COLLECTION SYSTEMCyanide DetoxificationCyanide Detoxification Tank   number of trains
    
    
    
    
    
    
    
    A
    
    B1(c) will install a second identical detox circuit.   nominal retention time
    
    
    
    minutes
    
    
    
    A
    
    VJK Memo 26 October 1995   NaCN Concentration in CIL Tails
    
    
    
    %
    
    
    
    A
    
    Lihir Project final environmental plan, Appendix 23, Attachment B.Cyanide Detoxification Tank scrubber   Type
    
    
    
    
    
    
    
    A   Reagent
    
    
    
    
    
    
    
    A   Design HCN in feed gas
    
    
    
    ppm
    
    
    
    A
    
    Calculation 1300-B-237   Exit gas HCN cone
    
    design
    
    ppm
    
    
    
    Amaximum
    
    ppm
    
    
    
    A   Gas Flowrate
    
    
    
    m3/h
    
    
    
    A
    
    Calculation 1300-B-237
 Page 41 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1620: TAILINGS DISPOSAL SYSTEM   Tailings flow rate
    
    m3/h
    
    
    
    B
    }
    Includes sea water cooling water from oxygen plant and power station.   Oxygen Plant Cooling Water
    
    m3/h
    
    
    
    B   Power Plant Cooling Water
    
    m3/h
    
    
    
    B
    All values from 0701-902-0A-S-MB Upgrade Case   Density
    
    t/m3
    
    
    
    B   Temperature
    
    °C
    
    
    
    B   Diameter of tailings pipe
    
    mm
    
    
    
    A
    
    Nominal outside diameter   Depth of outfall below sea level
    
    m
    
    
    
    A
    
    Report by Rescan, Jan. 92AREA 1621: TAILINGS DISPOSAL SYSTEM   Tailings flow rate
    
    m3/h
    
    
    
    B
    }
    Includes sea water cooling water from oxygen plant and power station.   Oxygen Plant Cooling Water
    
    m3/h
    
    
    
    B   Power Plant Cooling Water
    
    m3/h
    
    
    
    B
    All values from 0701-902-0A-S-MB Upgrade Case   Density
    
    t/m3
    
    
    
    B   Temperature
    
    °C
    
    
    
    B   Diameter of tailings pipe
    
    mm
    
    
    
    A
    
    Nominal outside diameter
 Page 42 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1711: POWER GENERATIONConnected HFO generatorstotal
    
    no.
    
    
    
    
    
    TBA generators at 6.32 MW rating, 11 maximum online at any anytime due to busbar capacityoffline
    
    no.
    
    
    
    
    
    For maintenance etc.per gen set
    
    MW
    
    
    
    
    
    Sets derated to 5.8 MW eachCooling water
    
    per gen set
    
    m3/hGeothermal power generation
    
    
    
    MW
    
    
    
    
    
    B1(c) expansion includes an additional 40 MW of geothermal power generation.Cooling water
    
    
    
    m3/hMaximum available generation:
    
    
    
    MW
    
    
    
    
    
    10 generators de-rated to 5.8 MW + 56 MW of geothermal powerPower generation required:
    
    
    
    MW
    
    
    
    
    
    From 11186-20-B0801 and 11186-20-B0802 (2007 Base Case and 2007 Expansion Case equipment lists)Generator driver   Fuel
    
    
    
    
    
    
    
    
    
    Economics/current diesel engine operating capabilities   HFO Fuel consumption
    
    
    
    g/kWh
    
    
    
    
    
    2007 plan fuel consumptionGenerating voltage
    
    
    
    kV
    
    
    
    
    
    Per IEC 298 and Australian standardsDistribution voltage
    
    
    
    kV
    
    
    
    
    
    Common voltage to both generators and major loadsPlant availability
    
    
    
    %
    
    
    
    
    
    Required to maintain process plant operationCooling Water Source
    
    
    
    
    
    
    
    
    
    EconomicsExhaust gas stacks
    
    
    
    m
    
    
    
    
    
    Minimize environmental impactSteam demand 1,040 kPa saturated:   oil heating
    
    
    
    t/h
    
    
    
    
    
    DJB Design Review, June 1996   soot blowing
    
    
    
    t/h
    
    
    
    
    
    Wartsila; 2mm per boiler per day
 Page 43 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Description
    
    Units
    
    Value
    
    
    Revn
    
    Holds, comments, design basis, referenceAREA 1711: POWER GENERATION   elution heat exchangers
    
    - continuous
    
    t/h
    
    
    
    
    
    
    
    Carbon stripping requirement, existing and new circuit, Email from LMC on 18/8/05- batch
    
    t/h
    
    
    
    
    
    
    
    Pre-soak 30 min in 12h, existing and new circuit   kiln oil heating
    
    
    
    t/h
    
    
    
    
    
    
    
    Elution 210 min in 12b, existing and new circuit 
Tank heat loss   02 plants mol sieve reactivation
    
    
    
    t/h
    
    
    
    
    
    
    
    Linde and Praxair plants; 30 min ea. 2h   02 plants LOX Ejector
    
    
    
    t/h
    
    
    
    
    
    
    
    Linde, intermittent   02 plant LOX vapouriser
    
    
    
    t/h
    
    
    
    
    
    
    
    Linde; 8h LOX vapourisationSteam demand 3,000 kPa.g saturated:   autoclave preheat
    
    
    
    t/h
    
    
    
    
    
    
    
    Allow for either 2 x 4.2m autoclaves or 1 x 5.6m autoclave to be heated up similtaneously,  Intermittent duty   steam output:-   waste-heat boilers, per unit
    
    
    
    t/h
    
    
    
    
    
    
    
    Wartsila; waste heat boilers on 7 generators only.-   waste-heat boilers, total available
steam production
    
    
    
    t/h-   auxiliary boilers, total
    
    
    
    t/h
    
    
    
    
    
    
    
    Wartsila; intermittent use onlyMake up Water requirements
    
    
    
    m3/h
    
    
    
    
    
    
    
    Based upon autoclave heating and batch elution at 24 t/dType
    
    
    
    
    
    Dual bed demineraliser
    
    Industry StandardWater quality requirements
    
    
    
    
    
    
    
    
    
    
    
    Typical for high pressure boilers operating at 3,000 kPa   Iron as Fe
    
    
    
    mg/L
    
    
    0.05   Copper as Cu
    
    
    
    mg/L
    
    
    0.025   Hardness as CaCo3
    
    
    
    mg/L
    
    
    0.3   Total Alkalinity as CaCo3
    
    
    
    mg/L
    
    
    40   Silica as Sio2
    
    
    
    mg/L
    
    
    4.5   Non-volatile TOC as C
    
    
    
    mg/L
    
    
    1.0   pH
    
    
    
    
    
    
    7 - 10.5
 Page 44 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 SLURRY VISCOSITY MEASUREMENT DATA
 SHEAR STRESS * (Pa)THICKENED
    
    UNTHICKENED
    
    THICKENED
    
    NEUTRALISEDSHEAR RATE
    
    CYCLONE
    
    AUTOCLAVE
    
    AUTOCLAVE
    
    AUTOCLAVE
    
    CIL SLURRY AT(SEC1)
    
    OVERFLOW
    
    FEED
    
    DISCHARGE
    
    DISCHARGE
    
    -30% SOLIDS9
    
    
    ≤2
    
    
    
    7.4
    
    
    
    1.9
    
    
    
    ~ 7.5
    
    
    
    3.518
    
    
    ≤2
    
    
    
    7.5
    
    
    
    1.3
    
    
    
    ~ 7.5
    
    
    
    3.227
    
    
    ≤2
    
    
    
    7.7
    
    
    
    1.3
    
    
    
    ~ 7.5
    
    
    
    3.336
    
    
    ≤2
    
    
    
    7.8
    
    
    
    1.2
    
    
    
    ~ 7.5
    
    
    
    3.554
    
    
    ≤2
    
    
    
    8.1
    
    
    
    1.2
    
    
    
    ~ 7.5
    
    
    
    3.572
    
    
    ≤2
    
    
    
    8.3
    
    
    
    1.2
    
    
    
    ~ 7.5
    
    
    
    3.690
    
    
    ≤2
    
    
    
    8.6
    
    
    
    1.2
    
    
    
    ~ 7.5
    
    
    
    3.7
 
 *
    
    Data based on Alberta Research Council Tests as follows: Cyclone Overflow:
    
    MMC-5AB composite at 45% solids yielded ~ 2.5Pa, actual density will be lower, 2 Pa is a safe valueThickened Clave Feed:
    
    MMC-5AB composite, 55% solidsUnthickened Clave Discharge:
    
    MMC-5AB composite, 36% solids, 67°CThickened Clave Discharge:
    
    No test data available, assume viscosity similar to thickened clave feed but at lower density of 50% solidsCIL:
    
    MMS-5A composite, limed to pH 10.5, 32.5% solids
 
 Page 45 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Estimated pinion shaft power, kWh/tNet Required(1)Bond work index
    
    
    SAG
    
    
    
    
    
    
    
    
    
    
    Corrected (2)Rev
    
    Ore Type
    
    Crushing
    
    
    Rod mill
    
    
    Ball mill
    
    
    mill
    
    
    Ball mill
    
    
    TOTAL
    
    
    SAG mill
    
    
    TOTAL0
    
    MAA
    
    
    7.0
    
    
    
    10.94
    
    
    
    6.74
    
    
    
    4.50
    
    
    
    4.66
    
    
    
    9.16
    
    
    
    5.40
    
    
    
    10.060
    
    MA
    
    
    
    
    
    
    8.18
    
    
    
    4.64
    
    
    
    
    
    
    
    
    
    
    
    
    
    
    
    
    
    
    
    0
    
    MCS
    
    
    6.7
    
    
    
    16.58
    
    
    
    13.48
    
    
    
    7.73
    
    
    
    9.33
    
    
    
    17.06
    
    
    
    9.28
    
    
    
    18.61
    
    
    
    9.2760
    
    MSC
    
    
    11.1
    
    
    
    18.01
    
    
    
    14.81
    
    
    
    8.94
    
    
    
    10.25
    
    
    
    19.19
    
    
    
    10.73
    
    
    
    20.98
    
    
    
    10.7280
    
    MSBX
    
    
    7.6
    
    
    
    18.67
    
    
    
    18.67
    
    
    
    9.76
    
    
    
    12.94
    
    
    
    22.70
    
    
    
    11.71
    
    
    
    24.65
    
    
    
    11.7120
    
    MQS
    
    
    8.8
    
    
    
    16.13
    
    
    
    14.81
    
    
    
    7.90
    
    
    
    10.25
    
    
    
    18.15
    
    
    
    9.48
    
    
    
    19.73
    
    
    
    9.480
    
    MBS
    
    
    11.1
    
    
    
    16.58
    
    
    
    16.35
    
    
    
    9.60
    
    
    
    11.31
    
    
    
    20.91
    
    
    
    11.52
    
    
    
    22.83
    
    
    
    11.520
    
    MAHS
    
    
    7.5
    
    
    
    14.48
    
    
    
    19.56
    
    
    
    7.91
    
    
    
    13.53
    
    
    
    21.44
    
    
    
    9.49
    
    
    
    23.02
    
    
    
    9.4920
    
    LAA
    
    
    5.5
    
    
    
    12.00
    
    
    
    12.60
    
    
    
    5.56
    
    
    
    9.61
    
    
    
    15.17
    
    
    
    6.67
    
    
    
    16.28
    
    
    
    6.6720
    
    LA
    
    
    5.5
    
    
    
    10.80
    
    
    
    13.90
    
    
    
    5.71
    
    
    
    8.72
    
    
    
    14.43
    
    
    
    6.85
    
    
    
    15.57
    
    
    
    6.8520
    
    LOPZ
    
    
    
    
    
    
    9.90
    
    
    
    11.90
    
    
    
    4.97
    
    
    
    8.23
    
    
    
    13.20
    
    
    
    5.96
    
    
    
    14.19
    
    
    
    5.9640
    
    LBZ
    
    
    8.7
    
    
    
    17.40
    
    
    
    19.20
    
    
    
    9.21
    
    
    
    13.28
    
    
    
    22.49
    
    
    
    11.05
    
    
    
    24.33
    
    
    
    11.0520
    
    LAHS
    
    
    7.5
    
    
    
    15.50
    
    
    
    18.50
    
    
    
    8.16
    
    
    
    12.80
    
    
    
    20.96
    
    
    
    9.97
    
    
    
    22.59
    
    
    
    9.792
 
 (1)
    
    SAG Mill discharge = 80% passing, 1,200 microns(2)
    
    SAG Mill safety factor 1.2 Page 46 of 47




---



##### Table of Contents



(LIHIR LOGO)
    
    Process Design Criteria
0701-901-0B-S-PDC Expansion
 LIHIR GOLD LIMITED
EXPANSION PORTION
 Table 2.
    
    Ore Hardness Parameters from 2004 JKTech grinding Survey Project (estimated values shown in italics)
 BMWI
    
    UCSOre
    
    Source
    
    A

    
    b
    
    A*b
    
    ta
    
    kWh/t
    
    (MPa)20.4.04 Survey
    
    Minifie
    
    
    61.4
    
    
    
    0.91
    
    
    
    56
    
    
    
    0.54
    
    
    
    16.4
    
    
    
    12620.4.04 Vein Quartz
    
    Minifie
    
    
    77.9
    
    
    
    0.63
    
    
    
    49
    
    
    
    0.38
    
    
    
    20.4
    
    
    
    19420.4.04 Pebble Crusher Feed
    
    Minifie
    
    
    80
    
    
    
    0.55
    
    
    
    44
    
    
    
    0.33
    
    
    
    22.5
    
    
    
    239Soft Blast
    
    Lienetz
    
    
    62
    
    
    
    3.06
    
    
    
    190
    
    
    
    1.25
    
    
    
    9.9
    
    
    
    17Medium Blast
    
    Lienetz
    
    
    66.1
    
    
    
    1.65
    
    
    
    109
    
    
    
    0.58
    
    
    
    16.9
    
    
    
    43Hard Blast
    
    Lienetz
    
    
    72.4
    
    
    
    1.43
    
    
    
    104
    
    
    
    0.66
    
    
    
    15.2
    
    
    
    51
  Page 47 of 47




---



##### Table of Contents



APPENDIX A
Battery Limit Review
MOPU POX Area Design Scope of Work
FEED
X-primary responsibility
I- Input
R-Review
TBD-To Be Determined
 Third Part
    
    Eng
    
    Elec.Discipline
    
    Item
    
    Consultant
    
    Con.
    
    Con.
    
    LGL
    
    Notes1. Process
    
    1.1 Review of Feasibility Study PDC and HMB1.2 Review of other Feasibility Study Reports1.3 Review of performance requirements1.4 Identification of critical plant parameters1.5 Review of utilities supplies1.6 Review of goals1.7 Update of PDc and HMB1.9 Review and Update PFDs1.10 Develop control philosophy1.11 List of Ties Ins1.12 Preliminary Instrument List1.13 Attend HAZOP2. Risk Assessment3. Piping Design
    
    3.1 Develop pipe Spec3.2 Review existing model and revise major pipe routes as required3.3 Hydraulics of Major lines3.4 Piping layouts and isos
    
    
    
    
    
    
    
    
    
    If 3D model in progressed isos would be taken from model, no hand sketching would be required.3.5 Piping MTOs for project control estimate3.6 Tie In Lists3.7 Valve List




---



##### Table of Contents



Third Part
    
    Eng
    
    Elec.Discipline
    
    Item
    
    Consultant
    
    Con.
    
    Con.
    
    LGL
    
    Notes3.8 Data sheets for valves3.9 Complete design of critical pipes
    
    
    
    
    
    
    
    
    
    Need to define this better3.10 Non-standard pipe supports
    
    
    
    
    
    
    
    
    
    Need to define this better4. Mechanical Design
    
    4.1 Review design criteria4.2 Develop non standard specs.
    
    
    
    
    
    
    
    
    
    Need to define this better4.3 Review existing plant layouts
    
    
    
    
    
    
    
    
    
    Covered above with piping layout review4.4 Layout drawings
    
    
    
    
    
    
    
    
    
    Within 3D model development4.5 Block Model
    
    
    
    
    
    
    
    
    
    Within 3D model development4.6 Revise equipment list
    
    
    
    
    
    
    
    
    
    Equipment already specified will be provided.4.7 Revise specifications
    
    
    
    
    
    
    
    
    
    Equipment already specified will be provided.4.8 Identify items not consistent with budget5. Civils
    
    5.1 Review of standards6. Structural Steel
    
    6.1 Review of design criteria6.2 Preliminary structural design6.3 3D modeling7. Project Scheduling
    
    7.1 Develop project schedule7.2 Long lead items
    
    
    
    
    
    
    
    
    
    Primarily a procurement activity7.3 Critical Tie Ins
    
    
    
    
    
    
    
    
    
    Must be co-ordinate with operations8. Others
    
    8.1 MTO for long lead piping8.2 Instrument data sheets




---



##### Table of Contents



Detailed Design
X-primary responsibility
I-Input
R-Review
TBX-to be determined
 Third Part
    
    Eng
    
    Elec.Discipline
    
    Item
    
    Consultant
    
    Con.
    
    Con.
    
    LGL
    
    Notes1. Process
    
    1.1 Commissioning plant and procedures1.2 Safety Plan2. Concrete
    
    2.1 Grouting spec2.2 Surface Protection spec2.3 Construction drawings3. Structural Design
    
    3.1 Model Review4. Piping Design
    
    3.1 Model reviews3.2 Piping Design5. Mechanical Design
    
    4.1 Detailed design4.2 Bid evaluation4.3 review existing plant layouts
    
    
    
    
    
    
    
    
    
    Model reviews4.4 Review of construction drawings4.5 Block Model
    
    
    
    
    
    
    
    
    
    Model reviews4.6 QA program4.7 Final equipment list6. Others
    
    8.1 Final mass balance8.2 PFDs
    
    
    
    
    
    
    
    
    
    Mark ups only by Eng Cons.8.3 PIDs
    
    
    
    
    
    
    
    
    
    Mark ups only by Eng Cons.8.4 Control narrative8.5 Final valve, instrumentation and tie in lists




---



##### Table of Contents



VARIATION ORDER - APPENDIX 3/A
 Consultant
    
    Agreement No:Variation No
    
    Date:
  Item No
    
    
    Details
    
    Additions
    
    
    DeductionsTOTALSNET ADJUSTMENT
  Signed
    
    Date:(LSA)
 CONTRACT RECONCILIATION (LSA use only)
 DETAILS
    
    AMOUNTOriginal Estimated Cost as per Consultants BudgetTotal Adjustments for Prior Contract VariationsNet Adjustment this Contract VariationTotal Adjustments for Contract Variations to DateREVISED ESTIMATED COST




---



##### Table of Contents



APPENDIX 3
 PROJECT BASE LINE SCHEDULE




---



##### Table of Contents



APPENDIX 4
 REPORTS
 CONTENTS
 §
    
    ACTUAL & FORECAST MANNING PLAN§
    
    CHART  BUDGET VS ACTUAL VS FORECAST & COST§
    
    DRAFTING  DESIGN HOUR SUMMARY
BY CONRACT PACKAGE§
    
    MONTHLY REPORT§
    
    TAX INVOICE




---



##### Table of Contents



Lycopodium Engineering
    
    
    
    Project No:Pty Ltd
    
    Design Hour Summary by Contract Package  Detailed
    
    Page: 1Week Ending: 30/08/2008
 000AS Site / Standards000-A-012
    
    A
    
    Standard Details, Leaching Drains000-A-013
    
    A
    
    Standard Details, Septic Tank and Splitter Box, Details320-A-005
    
    A
    
    Plant Area, Utilities and Services, Sewage Layout Plan - Sheet 5 of 6320-A-006
    
    A
    
    Plant Area, Utilities and Services, Sewage Layout Plan - Sheet 6 of 6Count 4000C Site / Standards000-C-001
    
    1
    
    Standards - Typical Concrete Details Sheet 1 of 4000-C-002
    
    2
    
    Standards - Typical Concrete Details Sheet 2 of 4000-C-003
    
    1
    
    Standards - Typical Concrete Details Sheet 3 of 4000-C-004
    
    0
    
    Standards - Typical Concrete Details Sheet 4 of 4000-C-005
    
    0
    
    Standards - Typical Civil Details Sheet 1 of 4000-C-006
    
    0
    
    Standards - Typical Civil Details Sheet 2 of 4000-C-007
    
    0
    
    Standards - Typical Civil Details Sheet 3 of 4000-C-008
    
    
    
    C A N C E L L E D Typical Concrete Blockwork Details Sht 1 of 2000-C-009
    
    
    
    C A N C E L L E D Typical Concrete Blockwork Details Sht 2 of 2000-C-010
    
    0
    
    Standards - Transformer & Switchroom Concrete Typical Details000-C-011
    
    0
    
    Standards - Typical Civil Details Sheet 4 of 4000-C-012
    
    0
    
    Standards - Typical Concrete Details Sump Details000-C-014
    
    0
    
    Standards - Ring Beam Drainage Arrangement and Details000-C-016
    
    0
    
    Standards - Septic Pit & Leach Drain Arrangement & Details000-C-017
    
    0
    
    Standards - Oil Trap Sump Typical Details000-C-018
    
    0
    
    Standards - Typical 650 Dia Culvert and Headwall Arrangement and Details000-C-019
    
    0
    
    Standards - Electrical Kiosk Footing Plan and Details000-C-020
    
    A
    
    Drains - Standard Details Sht 1 of 2000-C-021
    
    A
    
    Drains - Standard Details Sht 2 of 2Count 19000D Site / Standards000-S-001
    
    0
    
    Standards - Structural Connections Typical Details Sheet 1 of 2000-S-002
    
    0
    
    Standards - Structural Connections Typical Details Sheet 2 of 2000-S-003
    
    0
    
    Standards - Stairway - Channel Stringers Typical Details000-S-004
    
    0
    
    Standards - Handrailing - Angle System Typical Details000-S-005
    
    0
    
    Standards - Ladders Typical Details000-S-006
    
    0
    
    Standards - Floor & Monorail Details000-S-010
    
    0
    
    Standards - Conveyor Structural Details Sheet 1 of 3000-S-011
    
    0
    
    Standards - Conveyor Structural Details Sheet 2 of 3000-S-012
    
    0
    
    Standards - Conveyor Structural Details Sheet 3 of 3000-S-013
    
    0
    
    Standards - Typical Cladding Details Sheet 1 of 2000-S-014
    
    0
    
    Standards - Typical Cladding Details Sheet 2 of 2000-S-015
    
    0
    
    Standards - Security Fencing (1.8M High) Typical Detail000-S-017
    
    0
    
    Standards - Circular & Rectangular Platforms Arrangement & Details000-S-018
    
    0
    
    Standards - Structural Miscellaneous Details Typical Details000-S-021
    
    0
    
    Standards - Transformer and Switchroom Fencing Typical Details000-S-022
    
    0
    
    Standards - Culvert Under Fence Security Grills Details000-S-023
    
    0
    
    Plant Site Stock Fencing Arrangement & Details000-S-026
    
    0
    
    Standards - Switch Room Steelwork Details000-S-028
    
    0
    
    Standards - Typical Valve Pit Cover Details




---



##### Table of Contents



Lycopodium Engineering
    
    
    
    Project No:Pty Ltd
    
    Design Hour Summary by Contract Package  Detailed
    
    Page: 2Week Ending: 30/08/2008
 000D Site / Standards000-S-101
    
    0
    
    Standards - JIS Steelwork
Structural Connections - Typical Details Sheet 1 of000-S-102
    
    0
    
    Standards - JIS Steelwork Structural Connections - Typical Details Sheet 2 of000-S-103
    
    1
    
    Standards - JIS Steelwork Stairway - Channel Stringers Typical Details000-S-104
    
    0
    
    Standards - JIS Steelwork Handrailing - Angle System Typical Details000-S-105
    
    0
    
    Standards - JIS Steelwork Ladders - Typical Details000-S-106
    
    0
    
    Standards - JIS Steelwork Floor & Monorail Details000-S-110
    
    0
    
    Standards - JIS Steelwork Conveyor Structural Details Sheet 1 of 3000-S-111
    
    0
    
    Standards - JIS Steelwork Conveyor Structural Details Sheet 2 of 3000-S-112
    
    0
    
    Standards - JIS Steelwork Conveyor Structural Details Sheet 3 of 3000-S-113
    
    0
    
    Standards - JIS Steelwork Typical Cladding Details Sheet 1 of 2000-S-114
    
    0
    
    Standards - JIS Steelwork Typical Cladding Details Sheet 2 of 2000-S-115
    
    0
    
    Standards - JIS Steelwork Security Fencing (1.8M High) Typical Detail000-S-117
    
    0
    
    Standards - JIS Steelwork Circular & Rectangular Platforms Arrangement & D000-S-118
    
    0
    
    Standards - JIS Steelwork Structural Miscellaneous Details - Typical Details000-S-121
    
    0
    
    Standards - JIS Steelwork Transformer and Switchroom Fencing - Typical De000-S-122
    
    0
    
    Standards -JIS Steelwork Culvert Under Fence Security Grills Details000-S-123
    
    0
    
    Plant Site Stock Fencing - JIS Steelwork Arrangement &Details000-S-126
    
    0
    
    Standards - JIS Steelwork Switchroom Steelwork Details000-S-128
    
    0
    
    Standards - JIS Steelwork Typical Valve Pit Cover Details000-S-129
    
    1
    
    Standards - JIS Steelwork Structural SectionsCount 39OOOF Site / Standards000-M-001
    
    2
    
    Standards - Tank Appurtenances Typ Details Sheet 1 of 3000-M-002
    
    1
    
    Standards - Tank Appurtenances Typ
Details Sheet 2 of 3000-M-003
    
    2
    
    Standards - Tank Appurtenances Typ Details Sheet 3 of 3000-M-004
    
    1
    
    Standards - Tank - Pump Suctions Typical Arrangement and Details000-M-OO5
    
    0
    
    Standards - Compartment Hopper Pump Suction Arrangement and Details000-M-006
    
    2
    
    Standards - Sump Pump Support Frame Arrangement and Details000-M-008
    
    0
    
    Standards - Sump Pump Lifting Frame Arrangement and Details000-M-009
    
    0
    
    Standards - Miscellaneous Screens Details000-M-010
    
    0
    
    Standards - Miscellaneous Items Details000-M-011
    
    0
    
    Standards - Conveyor Pulley Schedule Flat Pulley Details000-M-013
    
    0
    
    Standards - Conveyor Bearing Bases & Inspection Doors Arrangement and D000-M-014
    
    0
    
    Standards - Typical Skirt Arrangement and Details000-M-015
    
    0
    
    Standards - Typical Skirt With Dust Collectors Arrangement and Details000-M-016
    
    0
    
    Standards - Typ Suspended Conveyor & Skirt Support Arrangement and Deta000-M-017
    
    0
    
    Standards - Conveyor Typical Tail Frames Arrangement and Details000-M-018
    
    0
    
    Standards - Conveyor Typical Tail Take-Up Frames Arrangement and Details000-M-024
    
    0
    
    Standards - Conveyor Typical Return Belt Plough Arrangement and Details000-M-026
    
    0
    
    Standards - Typical Conveyor Stringer Assembly Arrangement000-M-027
    
    0
    
    Standards - Conveyor Miscellaneous Items Details000-M-028
    
    0
    
    Standards - Conveyor Tail End Typ Guards Arrangement and Details000-M-029
    
    0
    
    Standards - Conveyor Belt Pulley Guards Arrangement and Details000-M-031
    
    0
    
    Standards - Conveyor Guards Details000-M-032
    
    0
    
    Standards - Conveyor Zero Speed & Belt Weigher Tacho Details000-M-033
    
    0
    
    Standards - Conveyor Belt Rlp Detector Details000-M-034
    
    0
    
    Standards - Conveyor Pull Wire & Drift Switch Details000-M-036
    
    0
    
    Standards - Miscellaneous Items Details




---



##### Table of Contents



Lycopodium Engineering
    
    
    
    Project No:Pty Ltd
    
    Design Hour Summary by Contract Package  Detailed
    
    Page: 3Week Ending: 30/08/2008
 000F Site / Standards000-M-049
    
    0
    
    Standards - Tank Structural
Mounting & Miscellaneous Details000-M-051
    
    1
    
    Standards Miscellaneous Launder DetailsCount 28000G Site / Standards000-P-101
    
    A
    
    Piping Supports Sheet 1 of 3000D-P-102
    
    A
    
    Piping Supports Sheet 2 of 3000-P-103
    
    A
    
    Piping Supports Sheet 3 of 3000-P-104
    
    A
    
    Piping Standards, Standard Poly Spools Details000D-P-105
    
    A
    
    Piping Standards, Standard Rubber Lined Spools Details000-P-106
    
    
    
    Standards Vibrating Screen Spray Bar Support Fra000-P-107
    
    
    
    Piping Standards000-P-108
    
    
    
    Piping Standards000-P-109
    
    
    
    Piping Standards000-P-110
    
    
    
    Piping Standards000-P-111
    
    
    
    Piping Standards000-P-112
    
    
    
    Piping Standards000-P-113
    
    
    
    Piping Standards000-P-114
    
    
    
    Piping Standards000-P-150
    
    
    
    Standards, Miscellaneous Piping DetailsCount 15000H Site / Standards000-E-001
    
    0
    
    Electrical Standards Single Line & Schematic Diagrams Standard Symbols Sh000-E-002
    
    0
    
    Electrical Standards Single Line & Schematic Diagrams Standard Symbols Sh000-E-003
    
    0
    
    Electrical Standards General Arrangements & Layouts Standards Symbols000-E-004
    
    0
    
    Electrical Standards, Standard Installation Details, Sheet 1000-E-005
    
    0
    
    Electrical Standards, Standard Installation Details, Sheet 2000-E-006
    
    0
    
    Electrical Standards, Standard Installation Details, Sheet 3000-E-007
    
    0
    
    Electrical Standards, Standard Installation Details, Sheet 4000-E-008
    
    0
    
    Electrical Standards, Standard Installation Details, Sheet 5000-E-009
    
    0
    
    Electrical Standards, Standard Installation Details, Sheet 6000-E-010
    
    0
    
    Electrical Standards, Standard Installation Details, Sheet 7000-E-011
    
    0
    
    Electrical Standards, Standard Installation Details, Sheet 8000-E-012
    
    0
    
    Electrical Standards, Standard Installation Details, Sheet 9000-E-013
    
    0
    
    Electrical Standards, Standard Installation Details, Sheet 10000-E-014
    
    0
    
    Electrical Standards, Standard Installation Details, Sheet 11000-E-015
    
    0
    
    Electrical Standards - Standard Installation Details Label Details000-E-020
    
    0
    
    Electrical Standards - 33kV Overhead Power Reticulation - Typical Pole Detail000-E-021
    
    0
    
    Electrical Standards - 33kV Overhead Power Reticulation - Typical Pole Detail000-E-022
    
    0
    
    Electrical Standards - 33kV Overhead Power Reticulation - Typical Pole Detail000-E-023
    
    0
    
    Electrical Standards - 33kV Overhead Power Reticulation - Typical Pole Detail000-E-024
    
    0
    
    Electrical Standards - 33kV Overhead Power Reticulation - Typical Pole Detail000-E-025
    
    0
    
    Electrical Standards - 33kV Overhead Power Reticulation - Typical Pole Detail000-E-026
    
    0
    
    Electrical Standards - 33kV
Overhead Power Reticulation - Typical Pole Detail000-E-027
    
    0
    
    Electrical Standards - 33kV
Overhead Power Reticulation - Typical Pole Detail000-E-028
    
    0
    
    Electrical Standards - 33kV
Overhead Power Reticulation - Typical Pole Detail000-E-029
    
    0
    
    Electrical Standards - 33kV
Overhead Power Reticulation - Typical Pole Detail




---



##### Table of Contents



CLIENT NAME
 PROJECT NAME
 MONTHLY REPORT NO 3
 3010-MR-003
 June 2008
 Prepared By:
 Lycopodium Engineering
  0
    
    
    04/07/08
    
    ISSUED FOR INFORMATION
    
    AC
    
    STCREV NO.
    
    DATE
    
    DESCRIPTION OF REVISION
    
    BY
    
    APPROVED




---



##### Table of Contents



MONTHLY REPORT NO 3
3010-MR-003
 Table of Contents
 Page1.0
    
    EXECUTIVE SUMMARY
    
    1.11.1 General
    
    1.11.2 Safety
    
    1.11.3 Schedule
    
    1.11.4 Engineering and Drafting
    
    1.11.5 Procurement
    
    1.21.6 Construction
    
    1.21.7 Project Costs
    
    1.22.0
    
    SAFETY, ENVIRONMENT AND COMMUNITY RELATIONS
    
    2.12.1 General
    
    2.12.2 Environmental
    
    2.12.3 Community Relations
    
    2.13.0
    
    ENGINEERING AND DRAFTING
    
    3.13.1 General
    
    3.13.2 Process
    
    3.13.3 Mechanical / Piping
    
    3.13.4 Civil / Structural
    
    3.23.5 Electrical / Instrumentation / Control
    
    3.33.6 Areas of Concern
    
    3.44.0
    
    PROCUREMENT AND CONTRACTS
    
    4.14.1 Summary
    
    4.14.2 Status
    
    4.14.3 Expediting
    
    4.24.4 Supplier Issues
    
    4.24.4.1     5028  Strip Solution Heater  Thermal Electric Elements
    
    4.24.5 Areas of Concern
    
    4.25.0
    
    CONSTRUCTION
    
    5.15.1 Overview
    
    5.16.0
    
    PROJECT SCHEDULE
    
    6.16.1 Summary
    
    6.16.2 Schedule Concerns
    
    6.17.0
    
    COST CONTROL
    
    7.17.1 Summary
    
    7.17.2 Commitments
    
    7.27.3 Payments
    
    7.27.4 Change Notifications
    
    7.27.5 EPCM Costs
    
    7.37.6 EPCM Payments
    
    7.4
 3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



MONTHLY REPORT NO 3
 3010-MR-003
 Table of Contents
 PageTABLESTable 1.1
    
    Key Milestone Dates
    
    
    1.1Table 1.2
    
    Overall Project Costs (USD)
    
    
    1.2Table 2.1
    
    Safety Statistics
    
    
    2.1Table 4.1
    
    Packages Awarded
    
    
    4.1Table 4.2
    
    Tender Packages Outstanding
    
    
    4.1Table 6.1
    
    Key Milestone Dates
    
    
    6.1Table 7.1
    
    Overall Project Costs (USD)
    
    
    7.1Table 7.2
    
    Commitment Status at End of Period (USD)
    
    
    7.2Table 7.3
    
    Change Notices (USD)
    
    
    7.2Table 7.4
    
    EPCM Costs (USD)
    
    
    7.3Table 7.5
    
    EPCM Manhours
    
    
    7.3APPENDICESAppendix 2.1
    
    Safety StatisticsAppendix 4.1
    
    Tender Tracking ReportAppendix 4.2
    
    Equipment Delivery ScheduleAppendix 5.1
    
    Site PhotographsAppendix 6.1
    
    Summary ScheduleAppendix 6.2
    
    Detailed ScheduleAppendix 7.1
    
    Cost ReportAppendix 7.2
    
    Commitment RegisterAppendix 7.3
    
    Invoice RegisterAppendix 7.4
    
    Trend Register
 List of Abbreviations used in this Document
 Equipment Quotation Request
    
    EQRLost Time Injury Frequency Rate
    
    LTIFRLycopodium Engineering Queensland Pty Ltd
    
    LycopodiumMedical Treatment Injury Frequency Rate
    
    MTIFRPipe and Instrument Diagram
    
    P&IDProcess Flow Diagram
    
    PFD
 3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



SECTION 1.0
 EXECUTIVE SUMMARY
 3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



<PROJECT NAME>
    
    Page 1.1MONTHLY REPORT NO 3
 1.0
    
    EXECUTIVE SUMMARY1.1
    
    General
 st th
 1.2
    
    Safety
 No project personnel have yet mobilised to site.Safety statistics for the project are summarised as follows:Total manhours for this periodTotal manhours for the project to dateLTIFR for the project to date
    
    
    0
 1.3
    
    Schedule
 Table 1.1 Key Milestone Dates
 Current Target
    
    Forecast / ActualMilestone
    
    Date
    
    DateEPCM Contract Award
    
    
    07/01/2008
    
    
    
    07/01/2008
    (A)Commence Site Works
    
    
    14/08/2009
    
    
    
    20/09/2009
    (F)Practical Completion
    
    
    10/03/2009
    
    
    
    20/04/2009
    (F)First Ore into New Mill
    
    
    17/03/2009
    
    
    
    27/04/2009
    (F)
 th
 th th
 1.4
    
    Engineering and Drafting
    3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



<PROJECT NAME>
    
    Page 1.2MONTHLY REPORT NO 3
 1.5
    
    Procurement
   1.6
    
    Construction
  1.7
    
    Project Costs
  Table 1.2 Overall Project Costs (USD)
 Current
    
    
    Commitments
    
    
    Commitments
    
    
    Current
    
    
    BudgetArea
    
    Budget (1)
    
    
    This Period
    
    
    To Date
    
    
    Forecast
    
    
    VarianceLycopodium
Controlled CostsCLIENT Controlled
Costs
    
    
    
    
    
    unknown
    
    unknownTotal Project Costs
 
 Notes:1.
    
    The budget has been set at the value of the capital estimate sent to CLIENT in June
and includes costs controlled by Lycopodium and costs controlled by CLIENT. This is yet to be
approved by CLIENT as the baseline budget for the project.2.
    
    The current forecast for the CLIENT controlled costs has been set at the current
budget value in the absence of any better information. 3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



SECTION 2.0
 SAFETY, ENVIRONMENT AND COMMUNITY RELATIONS
 3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



<PROJECT NAME>
    
    Page 2.1MONTHLY REPORT NO 3
 2.0
    
    SAFETY, ENVIRONMENT AND COMMUNITY RELATIONS2.1
    
    General
   Table 2.1      Safety Statistics
 Combined
FrequencyLTIs
    
    MTIs
    
    LTIFR
    
    MTIFR
    
    RateHours
    
    
    
    
    
    Project
    
    
    
    
    
    Project
    
    
    
    
    
    Project
    
    
    
    
    
    Project
    
    
    
    
    
    ProjectThis
    
    Project To
    
    This
    
    To
    
    This
    
    To
    
    This
    
    To
    
    This
    
    To
    
    This
    
    ToCompany
    
    Period
    
    Date
    
    Period
    
    Date
    
    Period
    
    Date
    
    Period
    
    Date
    
    Period
    
    Date
    
    Period
    
    DateLycopodium
Home Office
    
    
    2,716
    
    
    
    13,535
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0Lycopodium
On-Site
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0Contractor
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0Total
    
    
    2,716
    
    
    
    13,535
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
    
    
    
    0
  2.2
    
    Environmental
  2.3
    
    Community Relations
  3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



SECTION 3.0
 ENGINEERING AND DRAFTING
 3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



<PROJECT NAME>
    
    Page 3.1MONTHLY REPORT NO 3
 3.0
    
    ENGINEERING AND DRAFTING3.1
    
    General
     3.2
    
    Process
  
    
    3010-PDC-001 Rev D  Process Design Criteria
    
    3010-PCP-001 Rev B  Process Control Philosophy (entire plant)
    
    3010-PCP-003 Rev A  Process Control Philosophy  Three Stage Crushing Circuit
    
    Crushing Area P&IDs:
 o
    
    3010-P-1002 Rev Fo
    
    3010-P-1025 Rev Do
    
    3010-P-1026 Rev D
    3.3
    
    Mechanical / Piping
  3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



<PROJECT NAME>
    
    Page 3.2MONTHLY REPORT NO 3
  
    
    Strip Solution Area
    
    Air Services
  
    
    Thickener / Trash Screen Area
    
    Carbon Safety Screen Area
    
    New milling area
    
    CIL area
    
    Gold room
    
    Reagents area
  
    
    Elution column area
    
    Leach / CIL Front End
    
    Crushing dust collection layout (pending information for JIP)
    
    Revised overall plant layout (ongoing)
      3.4
    
    Civil / Structural
   
    
    Crusher Dust Collector  TBA
    
    Mill Area  Bne  AFC due 21/07
    
    Leach Tank  Bne  AFC due 21/07
    
    New CIL Tanks  Manila  AFC due 14/07
    
    Thickener Area  Manila  AFC due 14/07
    
    Carbon Safety Screen Area  Manila  AFC due 14/07
    
    Gold Room  TBA
    
    Elution Column  Bne  AFC due 14/07
    
    Stripping Area  Manila  AFC due 28/07
 3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



<PROJECT NAME>
    
    Page 3.3MONTHLY REPORT NO 3
 
    
    Reagents Area  Manila  AFC due 07/07
    
    Air Services  TBA
    
    Water Services  TBA
    
    Pipe Racks  Bne  AFC due 28/07
    
    MCCs  Bne  AFC due 28/07
    
    HV Switchroom  Bne  AFC due 28/07
   
    
    Crusher Ductwork Supports  TBA
    
    Mill Area  Manila  AFC due 14/07
    
    Leach Tank  Bne  AFC due 14/07
    
    New CIL Tanks  Manila AFC due 14/07
    
    Existing CIL Tank Mods  Bne AFC due 14/07
    
    Carbon Recovery Screen Area  Bne AFC due 18/07
    
    Carbon Safety Screen Area  Bne  AFC due 14/07
    
    Gold Room  Bne  AFC due 07/07
    
    Elution Column  Bne  AFC due 14/07
    
    Stripping Area  Manila  AFC due 28/07
    
    Reagents Area  Bne  AFC due 07/07
    
    Air Services  TBA
    
    Pipe Racks  Bne  AFC due 28/07
 3.5
    
    Electrical / Instrumentation / Control
        3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



<PROJECT NAME>
    
    Page 3.4MONTHLY REPORT NO 3
   3.6
    
    Areas of Concern
  3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



<PROJECT NAME>
    
    Page 3.1MONTHLY REPORT NO 3
 SECTION 4.0
 PROCUREMENT AND EXPEDITING
  3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



<PROJECT NAME>
    
    Page 4.1MONTHLY REPORT NO 3
 4.0
    
    PROCUREMENT AND CONTRACTS4.1
    
    Summary
    4.2
    
    Status
  Table 4.1 Packages Awarded
 EQR No
    

Description
    
Awarded to Vendor3010-5014
    
    Pumps  Centrifugal
    
    KSB Ajax3010-5042
    
    Lime System Components
    
    Transmin
  Table 4.2 Tender Packages Outstanding
 EQR No
    

Description
    

Tender Closing Date
    

Forecast Award Date3010-1006
    
    Inspection / Expediting
    
    06/06/08
    
    27/06/083010-1007
    
    Transport & Logistics
    
    21/05/08
    
    23/06/083010-5008
    
    Flow Control Valves
    
    07/04/08
    
    27/06/083010-5010
    
    Apron Feeder Mods
    
    30/04/08
    
    10/07/083010-5019
    
    Gold Room Equipment
    
    04/06/08
    
    03/07/083010-5036
    
    Centrifugal & Axial Fans
    
    22/04/08
    
    13/06/083010-5044
    
    Safety Showers
    
    16/05/08
    
    26/06/083010-5050
    
    Manual Valves
    
    13/06/08
    
    10/07/083010-5051
    
    Control Valves
    
    12/05/08
    
    19/06/083010-7002
    
    HV Switchboards
    
    28/04/08
    
    18/07/083010-7005
    
    LV MCCs
    
    13/06/08
    
    10/07/083010-7006
    
    LV VSDs
    
    05/06/08
    
    07/07/083010-7015
    
    Instrumentation
    
    02/05/08
    
    02/07/083010-3002
    
    Structural Steel Fabrication
    
    15/07/08
    
    11/08/083010-5037
    
    HDPE Tanks
    
    27/06/08
    
    24/07/083010-5049
    
    Platework Fabrication
    
    18/07/08
    
    14/08/083010-5055
    
    Rubber Lined Pipe Spool
    
    18/07/08
    
    14/08/083010-5102
    
    Site Erected Tanks
    
    18/07/08
    
    21/08/08
  3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



<PROJECT NAME>
    
    Page 4.2MONTHLY REPORT NO 3
  4.3
    
    Expediting
   4.4
    
    Supplier Issues4.4.1
    
    5028  Strip Solution Heater  Thermal Electric Elements
   4.5
    
    Areas of Concern
    3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



SECTION 5.0
 CONSTRUCTION
  3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



<PROJECT NAME>
    
    Page 5.1MONTHLY REPORT NO 3
 5.0
    
    CONSTRUCTION5.1
    
    Overview
   3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



SECTION 6.0
 PROJECT SCHEDULE
 3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



<PROJECT NAME>
    
    Page 6.1MONTHLY REPORT NO 3
 6.0 PROJECT SCHEDULE6.1 Summary
 Table 6.1 Key Milestone Dates
 Current Target
    
    Forecast / ActualMilestone
    

Date
    

DateEPCM Contract Award
    
    07/01/2008
    
    07/01/2008 (A)Commence Site Works
    
    14/08/2009
    
    20/09/2009 (F)Practical Completion
    
    10/03/2009
    
    20/04/2009 (F)First Ore into New Mill
    
    17/03/2009
    
    27/04/2009 (F)
  th th
   6.2
    
    Schedule Concerns
   3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



SECTION 7.0
 COST CONTROL
  3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



<PROJECT NAME>
    
    Page 7.1MONTHLY REPORT NO 3
 7.0 COST CONTROL
 7.1 Summary
  Table 7.1 Overall Project Costs (USD)
 Current
    
    
    Commitments
    
    
    Commitments
    
    
    Current
    
    
    BudgetArea
    
    Budget (1)
    
    
    This Period
    
    
    To Date
    
    
    Forecast
    
    
    VarianceLycopodium Controlled CostsCLIENT Controlled Costs
    
    
    
    
    
    unknown
    
    unknownTotal Project Costs
   1.
    
    The budget has been set at the value of the capital estimate sent to CLIENT in June and includes
costs controlled by Lycopodium and costs controlled by CLIENT. This is yet to be approved by CLIENT
as the baseline budget for the project.2.
    
    The current forecast for the CLIENT controlled costs has been set at the current budget value in the
absence of any better information.
    
    
    Package 7002  HV Switchgear is forecast to over-run the budget by approx  based on tenders received and currently under evaluation.
    
    Package 7005  LV MCCs is forecast to under-run the budget by approx based on value recommended for award plus a growth allowance.
    
    A forecast under-run in Lycopodiums EPCM  contract of approximately based on the current reforecast of manhours remaining.
  3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



<PROJECT NAME>
    
    Page 7.2MONTHLY REPORT NO 3
 7.2 Commitments
  Table 7.2 Commitment Status at End of Period (USD)
 Recommended Commitments
    
    Awarded Commitments ToTo Date
    
    Date
 7.3 Payments
    7.4 Change Notifications
      Table 7.3 Change Notices (USD)
 Lycopodium
    
    
    CLIENTItem
    
    Controlled
    
    
    Controlled
    
    
    TotalOriginal BudgetApproved Changes (this period)Approved Changes to DateCurrent Approved BudgetChanges Submitted Pending Approval
  1.
    
    These approved change notices are included in the baseline budget.
 3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



<PROJECT NAME>
    
    Page 7.3MONTHLY REPORT NO 3
  7.5 EPCM Costs
  Table 7.4 EPCM Costs (USD)
 Current
    

    Current
    

    BudgetArea
    
    Budget (1)
    
    Forecast
    
    VarianceEPCM Costs
   Table 7.5 EPCM Manhours
 VarianceBudget
    
    
    Manhours Spent
    
    
    Forecast
    
    
    At
    
    
    toOriginal
    
    
    Current
    
    
    Period
    
    
    To Date
    
    
    to go
    
    
    Completion
    
    
    BudgetHome OfficeSiteTotal
    
    
    Allowance for Peter Baako (HSE advisor) to mobilise to site early to assist CLIENT with their operations. This will be the subject of a future change notice.
    
    Have allowed additional drafting hours to be consumed in the Manila office. Whilst this results
in an increase in total manhours, it also results in a decrease in EPCM costs.
 3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



APPENDIX 4.1
 TENDER TRACKING REPORT
 3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



APPENDIX 4.2
 EQUIPMENT DELIVERY SCHEDULE
 June 20083010-MR-003_0
    
    Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



APPENDIX 5.1
 SITE PHOTOGRAPHS
 (NOT INCLUDED THIS MONTH)
 3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



APPENDIX 6.1
 SUMMARY SCHEDULE
 3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



APPENDIX 6.2
 DETAILED SCHEDULE
 3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



APPENDIX 7.1
 COST REPORT
 (BY PACKAGE)
 3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



APPENDIX 7.2
 COMMITMENT REGISTER
 3010-MR-003_0
    
    June 2008Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



Lycopodium Engineering
    
    COMMITMENT REGISTER(LOGO)
 ClientProjectJob No.
    
    3010
 DATESUBMITTED
    
    DATE POPACKAGE NO. VAR
    
    DESCRIPTION
    
    COST CODE
    
    RECOMMENDED AMOUNT
    
    FOR APPROVAL
    
    ISSUED
    
    PO NO
    
    COMMITTED AMOUNT8888
    
    
    00
    
    
    EPCM
    
    401-A7-XX01
    
    
    
    20-Dec-07
    
    02-Jan-08
    
    EPCM5011
    
    
    00
    
    
    Md Cyclone Cluster  20-CY-11
    
    120-F0-CY11
    
    
    
    12-Mar-08
    
    26-Mar-08
    
    CGM 0070425022
    
    
    00
    
    
    Caustic Mining Tank Agilator 61-AG-08
    
    161-F0-AG08
    
    
    
    13-Mar-08
    
    27-Mar-08
    
    CGM 0070455022
    
    
    00
    
    
    Angle riser Mounting for Caustic Mixing Tank Agirtator 51-AG-08
    
    161-F0-AG08
    
    
    
    13-Mar-08
    
    27-Mar-08
    
    CGM 0070455007
    
    
    00
    
    
    Cyclone Feed Pump A
    
    120-F0-PP33
    
    
    
    19-Mar-08
    
    08-Apr-08
    
    CGM 0071725007
    
    
    00
    
    
    Cyclone Feed Pump B
    
    120-F0-PP34
    
    
    
    19-Mar-08
    
    08-Apr-08
    
    CGM 0071725007
    
    
    00
    
    
    Ball Mill No 2 Sump Pump
    
    120-F0-PP37
    
    
    
    19-Mar-08
    
    08-Apr-08
    
    CGM 0071725007
    
    
    00
    
    
    Carbon Recovery Pump
    
    140-F0-PP57
    
    
    
    19-Mar-08
    
    08-Apr-08
    
    CGM 0071725007
    
    
    00
    
    
    Torings Pump 3
    
    140-F0-PP49
    
    
    
    19-Mar-08
    
    08-Apr-08
    
    CGM 0071725007
    
    
    01
    
    
    Leach Thickener U/F Pump A  40-PP-35
    
    140-F0-PP35
    
    
    
    19-Mar-08
    
    28-Apr-08
    
    CGM 0071725007
    
    
    01
    
    
    Leach Thickener U/F Pump B  40-PP-36
    
    140-F0-PP36
    
    
    
    19-Mar-08
    
    28-Apr-08
    
    CGM 0071728888
    
    
    01
    
    
    S-001  Delete Lime Silo Mods
    
    401-A7-XX01
    
    
    
    20-Mar-08
    
    27-Mar-08
    
    EPCM8888
    
    
    02
    
    
    S-002  Comminution Modeling
    
    401-A7-XX01
    
    
    
    20-Mar-08
    
    27-Mar-08
    
    EPCM8888
    
    
    03
    
    
    S-003  Cabon Sizing screen Circuit Changes
    
    401-A7-XX01
    
    
    
    20-Mar-08
    
    27-Mar-08
    
    EPCM8888
    
    
    04
    
    
    S-004  Dual Elution Citrcurts
    
    401-A7-XX01
    
    
    
    20-Mar-08
    
    27-Mar-08
    
    EPCM8888
    
    
    05
    
    
    S-005  CIL Circury Mods & I/T Screens
    
    401-A7-XX01
    
    
    
    20-Mar-08
    
    27-Mar-08
    
    EPCM8888
    
    
    06
    
    
    S-006  Trash & Carbon Screen Changes
    
    401-A7-XX01
    
    
    
    20-Mar-08
    
    27-Mar-08
    
    EPCM8888
    
    
    07
    
    
    S-007  Charter Flight to Cannington
    
    401-A7-XX01
    
    
    
    20-Mar-08
    
    27-Mar-08
    
    EPCM8888
    
    
    08
    
    
    S-008  CIL Leach Blowers
    
    401-A7-XX01
    
    
    
    20-Mar-08
    
    27-Mar-08
    
    EPCM5028
    
    
    00
    
    
    Strip Solution Heater  50-HE-02
    
    150-F0-HE02
    
    
    
    26-Mar-08
    
    02-Apr-08
    
    CGM 0070795028
    
    
    00
    
    
    Strip Solution Heater  50-HE-09
    
    150-F0-HE09
    
    
    
    26-Mar-08
    
    02-Apr-08
    
    CGM 0070795028
    
    
    00
    
    
    Packing for Transport  Strip Solution Heaters
    
    150-F0-HE09
    
    
    
    26-Mar-08
    
    02-Apr-08
    
    CGM 0070795012
    
    
    00
    
    
    HCL Area Sump Pump  61-PP-41
    
    161-F0-PP41
    
    
    
    28-Mar-08
    
    24-Apr-08
    
    CGM 0072895012
    
    
    00
    
    
    Caustic Area Sump Pump  61-PP-44
    
    161-F0-PP44
    
    
    
    28-Mar-08
    
    24-Apr-08
    
    CGM 0072895012
    
    
    00
    
    
    Packing for Transport  Air Diaphragm Pumps
    
    161-F0-PP41
    
    
    
    28-Mar-08
    
    24-Apr-08
    
    CGM 0072895012
    
    
    00
    
    
    Vendor Data  Air Diaphragm Pumps
    
    161-F0-PP41
    
    
    
    28-Mar-08
    
    24-Apr-08
    
    CGM 0072898888
    
    
    09
    
    
    S-009  Crushing Area Dust collection
    
    401-A7-XX01
    
    
    
    28-Mar-08
    
    10-Apr-08
    
    EPCM8888
    
    
    10
    
    
    S-010  Accommodation for CGML Personnel
    
    401-A7-XX01
    
    
    
    28-Mar-08
    
    10-Apr-08
    
    EPCM8888
    
    
    11
    
    
    S-011  ROM Estimates for Additional CIL Tanks
    
    401-A7-XX01
    
    
    
    28-Mar-08
    
    10-Apr-08
    
    EPCM8888
    
    
    12
    
    
    S-012  Additional Process Water Boosler Pump
    
    401-A7-XX01
    
    
    
    28-Mar-08
    
    10-Apr-08
    
    EPCM8888
    
    
    13
    
    
    S-013  Replace Thickener Feed Line & CIL Tails Laundrer
    
    401-A7-XX01
    
    
    
    28-Mar-08
    
    10-Apr-08
    
    EPCM8888
    
    
    14
    
    
    S-014  Tailings Pumping Options
    
    401-A7-XX01
    
    
    
    28-Mar-08
    
    10-Apr-08
    
    EPCM8888
    
    
    15
    
    
    S-015  Layout Changes from Design Review Meeting
    
    401-A7-XX01
    
    
    
    28-Mar-08
    
    10-Apr-08
    
    EPCM8888
    
    
    16
    
    
    S-016  Additional air Injection to CIL Tenks
    
    401-A7-XX01
    
    
    
    28-Mar-08
    
    10-Apr-08
    
    EPCM8888
    
    
    17
    
    
    S-017  Tower Crane Interface
    
    401-A7-XX01
    
    
    
    28-Mar-08
    
    10-Apr-08
    
    EPCM8888
    
    
    18
    
    
    S-018  Turbidity Meter for Thickner Overflow
    
    401-A7-XX01
    
    
    
    28-Mar-08
    
    10-Apr-08
    
    EPCM8888
    
    
    19
    
    
    S-019  Independent Curshing Circuit Design Review
    
    401-A7-XX01
    
    
    
    28-Mar-08
    
    17-Apr-08
    
    EPCM5005
    
    
    00
    
    
    Carbon Safety Screen 40-SN-16
    
    140-F0-SN16
    
    
    
    31-Mar-08
    
    04-Apr-08
    
    CGM 0071535005
    
    
    00
    
    
    Carbon sizing Screen 40-SN-13
    
    140-F0-SN13
    
    
    
    31-Mar-08
    
    04-Apr-08
    
    CGM 0071535005
    
    
    00
    
    
    Packing for Transport   Vibrating Screens
    
    140-F0-SN16
    
    
    
    31-Mar-08
    
    04-Apr-08
    
    CGM 0071535033
    
    
    00
    
    
    Ptant Air Compressor  65-CP-03
    
    165-F0-CP03
    
    
    
    07-Apr-08
    
    24-Apr-08
    
    CGM 0072875033
    
    
    00
    
    
    Ball Mill Instrument Air Recaiver   65-PV-05
    
    165-E0-PV05
    
    
    
    07-Apr-08
    
    24-Apr-08
    
    CGM 0072875033
    
    
    00
    
    
    Crusher Area Air Receiver  65-PV06
    
    165-E0-PV06
    
    
    
    07-Apr-08
    
    24-Apr-08
    
    CGM 0072875033
    
    
    00
    
    
    Packing for Transport  Compressed Air Equipment
    
    165-F0-CP03
    
    
    
    07-Apr-08
    
    24-Apr-08
    
    CGM 0072875033
    
    
    00
    
    
    Vendor Data  Compressed Air Equipment
    
    165-F0-CP03
    
    
    
    07-Apr-08
    
    24-Apr-08
    
    CGM 0072878888
    
    
    10B
    
    
    S-010  Accommodation for CGML Personnel  Rev B
    
    401-A7-XX01
    
    
    
    17-Apr-08
    
    17-Jun-08
    
    EPCM7007
    
    
    00
    
    
    Elactrowinning Cell No 3 Rectifier
    
    150-H0-RE04
    
    
    
    24-Apr-08
    
    08-Jun-08
    
    CGM 00773888888
    
    
    20
    
    
    S-020  Design Input for Crushing Circuit
    
    401-A7-XX01
    
    
    
    01-May-08
    
    17-Jun-08
    
    EPCM8888
    
    
    21
    
    
    S-021  Additional CIL & Leach Tanks
    
    401-A7-XX01
    
    
    
    01-May-08
    
    17-Jun-08
    
    EPCM8888
    
    
    22
    
    
    S-022  New Regen Kin
    
    401-A7-XX01
    
    
    
    01-May-08
    
    17-Jun-08
    
    EPCM8888
    
    
    23
    
    
    S-023 - Gland Water Filtration
    
    401-A7-XX01
    
    
    
    01-May-08
    
    17-Jun-08
    
    EPCM8888
    
    
    24
    
    
    S-024  Replace Existing Crusher Control Panel on Citect
    
    401-A7-XX01
    
    
    
    01-May-08
    
    17-Jun-08
    
    EPCM8888
    
    
    25
    
    
    S-025  Perpare P&IDs & Control Philosophy for Crushing Plant
    
    401-A7-XX01
    
    
    
    01-May-08
    
    17-Jun-08
    
    EPCM5007
    
    
    02
    
    
    Larger Terminal Box for 20-PP-33
    
    120-F0-PP33
    
    
    
    01-May-08
    
    26-May-08
    
    CGM 0071725007
    
    
    02
    
    
    Larger Terminal Box for 20-PP-34
    
    120-F0-PP34
    
    
    
    01-May-08
    
    26-May-08
    
    CGM 0071725007
    
    
    02
    
    
    Upgrade Motor to 132kW on 40-PP-35
    
    140-F0-PP35
    
    
    
    01-May-08
    
    26-May-08
    
    CGM 0071725007
    
    
    02
    
    
    Upgrade Motor to 132kW on 40-PP-36
    
    140-F0-PP36
    
    
    
    01-May-08
    
    26-May-08
    
    CGM 0071725007
    
    
    02
    
    
    Dust Scrubber Disposal Pump 10-PP-51
    
    110-F0-PP51
    
    
    
    01-May-08
    
    26-May-08
    
    CGM 0071725007
    
    
    02
    
    
    Carbon Safety Area Sump Pump 40-PP-52
    
    140-F0-PP52
    
    
    
    01-May-08
    
    26-May-08
    
    CGM 0071725007
    
    
    02
    
    
    Vee Bells & Pulleys to Suit 20-PP-01 & 20-PP-02
    
    120-F0-PP01
    
    
    
    01-May-08
    
    26-May-08
    
    CGM 0071725007
    
    
    02
    
    
    Vee Bells & Pulleys to Suit 40-PP-08 & 20-PP-09
    
    140-F0-PP08
    
    
    
    01-May-08
    
    26-May-08
    
    CGM 0071725007
    
    
    02
    
    
    Vee Bells & Pulleys to Suit 40-PP-06
    
    140-F0-PP06
    
    
    
    01-May-08
    
    26-May-08
    
    CGM 0071725007
    
    
    02
    
    
    Dust Scrubber Recycle Pump 10-PP-50
    
    110-F0-PP50
    
    
    
    01-May-08
    
    26-May-08
    
    CGM 0071725007
    
    
    02
    
    
    Leach Feed Sump Pump 40-PP-58
    
    140-F0-PP58
    
    
    
    01-May-08
    
    26-May-08
    
    CGM 0071725015
    
    
    00
    
    
    HP Gland Water Pump 1  67-PP-45
    
    167-F0-PP45
    
    
    
    02-May-08
    
    09-May-08
    
    CGM 0074555015
    
    
    00
    
    
    HP Gland Water Pump 2  67-PP-46
    
    167-F0-PP46
    
    
    
    02-May-08
    
    09-May-08
    
    CGM 0074555015
    
    
    00
    
    
    LP Gland Water Pump 1  67-PP-47
    
    167-F0-PP47
    
    
    
    02-May-08
    
    09-May-08
    
    CGM 0074555015
    
    
    00
    
    
    LP Gland Water Pump 2  67-PP-48
    
    167-F0-PP48
    
    
    
    02-May-08
    
    09-May-08
    
    CGM 0074555015
    
    
    00
    
    
    Packing for Transport   Multistage Pumps
    
    167-F0-PP45
    
    
    
    02-May-08
    
    09-May-08
    
    CGM 0074555015
    
    
    00
    
    
    Vendor Data  Multistage Pumps
    
    167-F0-PP45
    
    
    
    02-May-08
    
    09-May-08
    
    CGM 0074555016
    
    
    00
    
    
    HCL Acid Dosing Pump 1  61-PP-39
    
    161-F0-PP39
    
    
    
    02-May-08
    
    09-May-08
    
    CGM 0074565016
    
    
    00
    
    
    HCL Acid Dosing Pump  61-PP-40
    
    161-F0-PP40
    
    
    
    02-May-08
    
    09-May-08
    
    CGM 0074565016
    
    
    00
    
    
    Packing for Transport   Mag Drive Pumps
    
    161-F0-PP39
    
    
    
    02-May-08
    
    09-May-08
    
    CGM 0074565016
    
    
    00
    
    
    Vendor Data  Mag Drive Pumps
    
    161-F0-PP39
    
    
    
    02-May-08
    
    09-May-08
    
    CGM 0074565017
    
    
    00
    
    
    Carbon Regeneration Kiln  40-KN02
    
    140-F0-KN02
    
    
    
    02-May-08
    
    15-May-08
    
    CGM 0074865030
    
    
    00
    
    
    Drive Unit for 10-CV-02
    
    110-F0-CV02
    
    
    
    02-May-08
    
    09-May-08
    
    CGM 0074575030
    
    
    00
    
    
    Drive Unit for 10-CV-03
    
    110-F0-CV03
    
    
    
    02-May-08
    
    09-May-08
    
    CGM 0074575030
    
    
    00
    
    
    Packing for Transport  Conveyor Drives
    
    110-F0-CV02
    
    
    
    02-May-08
    
    09-May-08
    
    CGM 0074575030
    
    
    00
    
    
    Vendor Data  Conveyor Drives
    
    110-F0-CV02
    
    
    
    02-May-08
    
    09-May-08
    
    CGM 0074575031
    
    
    00
    
    
    Head Pulley for 10-CV-02
    
    110-F0-XM02
    
    
    
    02-May-08
    
    14-May-08
    
    CGM 0074535031
    
    
    00
    
    
    Tail Pulley for 10-CV-02
    
    110-F0-XM02
    
    
    
    02-May-08
    
    14-May-08
    
    CGM 0074535031
    
    
    00
    
    
    Snub Pulleys for 10-CV-02
    
    110-F0-XM02
    
    
    
    02-May-08
    
    14-May-08
    
    CGM 0074535013
    
    
    00
    
    
    Course Dosing Pump 1  61-PP-42
    
    161-F0-PP42
    
    
    
    02-May-08
    
    22-May-08
    
    CGM 0075635013
    
    
    00
    
    
    Course Dosing Pump 2  61-PP-43
    
    161-F0-PP43
    
    
    
    02-May-08
    
    22-May-08
    
    CGM 0075635013
    
    
    00
    
    
    Packing for Transport  Caustic Dosing Pumps
    
    161-F0-PP42
    
    
    
    02-May-08
    
    22-May-08
    
    CGM 0075635052
    
    
    00
    
    
    Eluate Filter No 3  50-FL-09
    
    150-F0-FL09
    
    
    
    02-May-08
    
    08-May-08
    
    CGM 0074545052
    
    
    00
    
    
    Eluate Filter No 4  50-FL-10
    
    150-F0-FL09
    
    
    
    02-May-08
    
    08-May-08
    
    CGM 0074545052
    
    
    00
    
    
    HP Gland Water Filler  67-FL-14
    
    167-F0-FL14
    
    
    
    02-May-08
    
    08-May-08
    
    CGM 0074545052
    
    
    00
    
    
    LP Gland Water Filler  67-FL-15
    
    167-F0-FL15
    
    
    
    02-May-08
    
    08-May-08
    
    CGM 0074545032
    
    
    00
    
    
    Leach Air Blower 1  65-BL-03
    
    165-F0-BL03
    
    
    
    02-May-08
    
    15-May-08
    
    CGM 0074875032
    
    
    00
    
    
    Leach Air Blower 2  65-BL-04
    
    165-F0-BL04
    
    
    
    02-May-08
    
    15-May-08
    
    CGM 0074875032
    
    
    00
    
    
    Loading onto Transport  Blowers
    
    165-F0-BL03
    
    
    
    02-May-08
    
    15-May-08
    
    CGM 0074875032
    
    
    00
    
    
    Packing for Transport  Blowers
    
    165-F0-BL03
    
    
    
    02-May-08
    
    15-May-08
    
    CGM 0074875032
    
    
    00
    
    
    Vendor Data - Blowers
    
    165-F0-BL03
    
    
    
    02-May-08
    
    15-May-08
    
    CGM 0074875018
    
    
    00
    
    
    Gold Room Pressure Filter  50-FL-11
    
    150-F0-FL11
    
    
    
    07-May-08
    
    21-May-08
    
    CGM 0074885018
    
    
    00
    
    
    Gold Room Pressure Filter  50-FL-12
    
    150-F0-FL11
    
    
    
    07-May-08
    
    21-May-08
    
    CGM 0074885018
    
    
    00
    
    
    Gold Room Pressure Filter  50-FL-13
    



    150-F0-FL11
    
    
    
    07-May-08
    
    21-May-08
    
    CGM 0074885020
    
    
    00
    
    
    Elution Heat Exchanger 2  50-HX-02
    
    150-F0-HX02
    
    
    
    09-May-08
    
    23-May-08
    
    CGM 0075855020
    
    
    00
    
    
    Elution Heat Exchanger 1 Modifications 50-HX-01
    
    150-F0-HX01
    
    
    
    09-May-08
    
    23-May-08
    
    CGM 0075855021
    
    
    00
    
    
    Electrowinning Cell No 4
    
    150-E0-EC04
    
    
    
    09-May-08
    
    23-May-08
    
    CGM 007565021
    
    
    00
    
    
    Packing for Transport  Electrowinning Cell
    
    150-E0-EC04
    
    
    
    09-May-08
    
    23-May-08
    
    CGM 007565043
    
    
    00
    
    
    Elution Column No 2  50-PV-04
    
    150-E0-PV04
    
    
    
    09-May-08
    
    23-May-08
    
    CGM 007565043
    
    
    00
    
    
    Packing for Transport  Elution Column
    
    150-E0-PV04
    
    
    
    09-May-08
    
    23-May-08
    
    CGM 007565029
    
    
    00
    
    
    Secondary Bill Mail Media Host  20-HT-04
    
    120-F0-HT04
    
    
    
    09-May-08
    
    23-May-08
    
    CGM 007575029
    
    
    00
    
    
    Electrowinning Cell No 4 Host  50-HT-07
    
    150-F0-HT07
    
    
    
    09-May-08
    
    23-May-08
    
    CGM 007575029
    
    
    00
    
    
    Caustic Heast  61-HT-06
    
    161-F0-HT06
    
    
    
    09-May-08
    
    23-May-08
    
    CGM 007575029
    
    
    00
    
    
    Cyclone Monlenance Jib Hoist  20-HT-05
    
    120-F0-HT05
    
    
    
    09-May-08
    
    23-May-08
    
    CGM 007575039
    
    
    00
    
    
    Dust Scrubber  10-DC-03
    
    110-F0-DC03
    
    
    
    09-May-08
    
    21-May-08
    
    CGM 007565039
    
    
    00
    
    
    Shop Assembly & Testing  Dust Scrubber
    
    110-F0-DC03
    
    
    
    09-May-08
    
    21-May-08
    
    CGM 007565039
    
    
    00
    
    
    Loading onto Transport Vehicle  Dust Scrubber
    
    110-F0-DC03
    
    
    
    09-May-08
    
    21-May-08
    
    CGM 007565039
    
    
    00
    
    
    Packing for Transport  Dust Scrubber
    
    110-F0-DC03
    
    
    
    09-May-08
    
    21-May-08
    
    CGM 007565039
    
    
    00
    
    
    Vendor Data  Dust Scrubber
    
    110-F0-DC03
    
    
    
    09-May-08
    
    21-May-08
    
    CGM 007567001
    
    
    00
    
    
    Crushing Area Transformer No 2  10-TX-002
    
    110-H0-TX02
    
    
    
    09-May-08
    
    21-May-08
    
    CGM 007567001
    
    
    00
    
    
    Plant Area Transformer NO 4  87-TX-010
    
    187-H0-TX10
    
    
    
    09-May-08
    
    21-May-08
    
    CGM 007567001
    
    
    00
    
    
    Secondary Ball Mall Transformer  20-TX-003
    
    120-H0-TX03
    
    
    
    09-May-08
    
    21-May-08
    
    CGM 007567001
    
    
    00
    
    
    Shop Assembly & Testing  Transformers
    
    110-H0-TX02
    
    
    
    09-May-08
    
    21-May-08
    
    CGM 007565027
    
    
    00
    
    
    Intertank Screens
    
    140-F0-SN08
    
    
    
    13-May-08
    
    23-May-08
    
    CGM 007575027
    
    
    00
    
    
    Packing for Transport  Intertank Screens
    
    140-F0-SN08
    
    
    
    13-May-08
    
    23-May-08
    
    CGM 007575023
    
    
    00
    
    
    Feed Leach Tank Agitalor  40-AG-10
    
    140-F0-AG10
    
    
    
    13-May-08
    
    23-May-08
    
    CGM 007575023
    
    
    00
    
    
    CIL Tank Aglistor   40-AG-08
    
    140-F0-AG08
    
    
    
    13-May-08
    
    23-May-08
    
    CGM 007575023
    
    
    00
    
    
    CIL Tank Aglistor   40-AG-09
    
    140-F0-AG09
    
    
    
    13-May-08
    
    23-May-08
    
    CGM 007575006
    
    
    00
    
    
    Carbon Recovery Screen Panels
    
    120-F0-SN01
    
    
    
    13-May-08
    
    23-May-08
    
    CGM 007575006
    
    
    00
    
    
    Trash Screen No 1 Panels
    
    140-F0-SN01
    
    
    
    13-May-08
    
    23-May-08
    
    CGM 00757




---



##### Table of Contents



Lycopodium Engineering
    
    COMMITMENT REGISTER(LOGO)
 ClientProjectJob No.
    
    3010
 DATERECOMMENDED AMOUNT
    
    SUBMITTED
    
    DATE PO
    
    
    
    COMMITTED AMOUNTPACKAGE NO.
    
    VAR
    
    DESCRIPTION
    
    COST CODE
    
    CURR
    
    AMOUNT
    
    USD
    
    FOR APPROVAL
    
    ISSUED
    
    PO NO
    
    CURR
    
    AMOUNT
    
    USD5006
    
    00
    
    Trash Screen No 2 Panels
    
    140-F0-SN01
    
    AUD
    
    
    
    
    
    13-May-08
    
    23-May-08
    
    CGM 0075755014
    
    00
    
    New Impeller for Process  Water Pump-66-PP-01
    
    166-F0-PP01
    
    AUD
    
    
    
    
    
    16-May-08
    
    26-Jun-08
    
    CGM 0076875014
    
    00
    
    New Impeller for Process  Water Pump-66-PP-02
    
    166-F0-PP01
    
    AUD
    
    
    
    
    
    16-May-08
    
    26-Jun-08
    
    CGM 0076875014
    
    00
    
    Process Water Booster Pump-1-10-PP-56
    
    110-F0-PP56
    
    AUD
    
    
    
    
    
    16-May-08
    
    26-Jun-08
    
    CGM 0076875014
    
    00
    
    Stop Solution Pump No 1-50-PP-01
    
    150-F0-PP01
    
    AUD
    
    
    
    
    
    16-May-08
    
    26-Jun-08
    
    CGM 0076875014
    
    00
    
    Stop Solution Pump No 2-50-PP-38
    
    150-F0-PP38
    
    AUD
    
    
    
    
    
    16-May-08
    
    26-Jun-08
    
    CGM 0076875014
    
    00
    
    New Impeller for Decant water Return Pump-67-PP-06
    
    167-F0-PP08
    
    AUD
    
    
    
    
    
    16-May-08
    
    26-Jun-08
    
    CGM 0076875014
    
    00
    
    Vendor Date- Centrifugal Pumps
    
    168-F0-PP01
    
    AUD
    
    
    
    
    
    16-May-08
    
    26-Jun-08
    
    CGM 0076875038
    
    00
    
    Tailing Sampler
    
    140-F0-SA01
    
    AUD
    
    
    
    
    
    21-May-08
    
    27-May-08
    
    CGM 0076005038
    
    00
    
    Electrowinning Cel Fume Fan-50-FA-16
    
    150-F0-FA16
    
    AUD
    
    
    
    
    
    28-May-08
    
    
    
    CGM 0078565038
    
    00
    
    Goldroom Roof Fan-50-FA-19
    
    150-F0-FA19
    
    AUD
    
    
    
    
    
    28-May-08
    
    
    
    CGM 0078665007
    
    03
    
    Increase in shall length to 2100mm for Mill Area Sump Pump No.3-20-PP-37
    
    120-F0-PP37
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0071725007
    
    03
    
    Leach Thickener U/F Pump A-40-PP-35 changed to ZF configuration
    
    140-F0-PP35
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0071725007
    
    03
    
    Leach Thickener U/F Pump B-40-PP-36 changed to ZF configuration
    
    140-F0-PP36
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0071725007
    
    03
    
    Vee bails & pulleys for 50-PP-60
    
    150-F0-PP60
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0071725007
    
    03
    
    Acid Column Area Sump Pump-50-PP-61
    
    150-F0-PP61
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0071725033
    
    01
    
    Delete
remote start & in-line filers from Air Compressor 65-CP-03
    
    165-F0-CP03
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0072077015
    
    00
    
    Mounting bracket for Cyclone Feed Density Transmitter- DIT-391
    
    101-H0-XE04
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0078707015
    
    00
    
    Thickener Underflow Density Transmitter-DIT-438B
    
    101-H0-XE04
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0078707015
    
    00
    
    Primary Ball Mill Dilution Water Flow Transmitter-FIT-301
    
    101-H0-XE04
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0078707015
    
    00
    
    Cyclone Feed Hopper Dilution Water Flow Transmitter- FIT-338
    
    101-H0-XE04
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0078707015
    
    00
    
    Cyclone Feed Flow Transmitter- FIT-391
    
    101-H0-XE04
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0078707015
    
    00
    
    Plant End
Tailings Flow Transmitter - FIT-540A
    
    101-H0-XE04
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0078707015
    
    00
    
    Discharge
End Tailings Flow Transmitter - FIT-540B
    
    101-H0-XE04
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0078707015
    
    00
    
    Thickener
Underflow flow Transmitter - FIT-438B
    
    101-H0-XE04
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0078707015
    
    00
    
    Strip
Solution Pump Flow Transmitter - FIT-1205
    
    101-H0-XE04
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0078707015
    
    00
    
    Leach Feed
Tank Cyanide Addition Flow Transmitter - FIT-646
    
    101-H0-XE04
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0078707015
    
    00
    
    Floating
Bearing Lube System Cooling Water Flow Transmitter - FIT-1400
    
    101-H0-XE04
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0078707015
    
    00
    
    Fixed
Bearing Lube System Cooling Water Flow Transmitter - FIT-1401
    
    101-H0-XE04
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0078707015
    
    00
    
    Packing for
Transport - Instruments
    
    101-H0-XE04
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    CGM 0078705014
    
    01
    
    Raw Water
Pump No 1 - 67-PP-01
    
    167-F0-PP01
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    05014
    
    01
    
    Raw Water Pump No 2 -
67-PP-02
    
    167-F0-PP02
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    
    
    05042
    
    00
    
    19T Sprocket
for Lime Silo Rotary Value - 10-VL-01
    
    110-F0-VL01
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    26-Jun-08
    
    CGM 0078695042
    
    00
    
    23T Sprocket for Lime Silo Rotary Value -
10-VL-01
    
    110-F0-VL01
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    26-Jun-08
    
    CGM 0078695042
    
    00
    
    10 1/2 Simplex Chain for Lime silo Rotary Value -

10-VL-01
    
    110-F0-VL01
    
    AUD
    
    
    
    
    
    06-Jun-08
    
    28-Jun-08
    
    CGM 0078695019
    
    00
    
    Cathode cleaner - 50-XM08
    
    150-FO-XM-10
    
    AUD
    
    
    
    
    
    24-Jun-08
    
    
    
    0
    
    AUD7005
    
    00
    
    Crushing
Area 415V MCC - 10-MC-04
    
    110-H0-MC04
    
    AUD
    
    
    
    
    
    27-Jun-08
    
    
    
    0
    
    AUD7005
    
    00
    
    Secondary
Ball Mill No 2 415V MCC - 20-MC-10
    
    120-H0-MC10
    
    AUD
    
    
    
    
    
    27-Jun-08
    
    
    
    0
    
    AUD7005
    
    00
    
    Wet Plant
415V MCC - 87-MC-10
    
    187-H0-MC10
    
    AUD
    
    
    
    
    
    27-Jun-08
    
    
    
    0
    
    AUD7005
    
    00
    
    Mods to
Crushing MCC - 10-MC-01
    
    110-H0-MC01
    
    AUD
    
    
    
    
    
    27-Jun-08
    
    
    
    0
    
    AUD7005
    
    00
    
    Mods to Wet
Plant MCC - 87-MC-01
    
    187-H0-MC01
    
    AUD
    
    
    
    
    
    27-Jun-08
    
    
    
    0
    
    AUD7005
    
    00
    
    Mods to Wet Plant MCC
 - 87-MC-02
    
    187-H0-MC02
    
    AUD
    
    
    
    
    
    27-Jun-08
    
    
    
    0
    
    AUD7005
    
    00
    
    Mods to Wet
Plant MCC - 87-MC-03
    
    187-H0-MC03
    
    AUD
    
    
    
    
    
    27-Jun-08
    
    
    
    0
    
    AUD7005
    
    00
    
    Packing for
Transport - MCCs
    
    110-H0-MC04
    
    AUD
    
    
    
    
    
    27-Jun-08
    
    
    
    0
    
    AUD1005
    
    00
    
    Inspection & Expedding Services
    
    101-A8-XX08
    
    AUD
    
    
    
    
    
    30-Jun-08
    
    
    
    0
    
    AUDUSD
    
    
    
    
    
    
    
    
    
    
    
    USDUSD
    
    
    
    
    
    
    
    
    
    
    
    USDUSD
    
    
    
    
    
    
    
    
    
    
    
    USDUSD
    
    
    
    
    
    
    
    
    
    
    
    USDUSD
    
    
    
    
    
    
    
    
    
    
    
    USDUSD
    
    
    
    
    
    
    
    
    
    
    
    USDUSD
    
    
    
    
    
    
    
    
    
    
    
    USDUSD
    
    
    
    
    
    
    
    
    
    
    
    USDUSD
    
    
    
    
    
    
    
    
    
    
    
    USDUSD
    
    
    
    
    
    
    
    
    
    
    
    USDTotal Commitments per Currency
    
    
    
    USD
    
    
    
    
    
    
    
    
    
    
    
    USDAUD
    
    
    
    
    
    
    
    
    
    
    
    AUDEUR
    
    
    
    
    
    
    
    
    
    
    
    EURZAR
    
    
    
    
    
    
    
    
    
    
    
    ZARGHS
    
    
    
    
    
    
    
    
    
    
    
    GHS0
    
    
    
    
    
    
    
    
    
    
    
    0ALL
    
    
    
    
    
    
    
    
    
    
    
    ALLAll Currencies




---



##### Table of Contents



APPENDIX 7.3
 INVOICE REGISTER
 Lycopodium Engineering Qld Pty Ltd




---



##### Table of Contents



(LYCOPODIUM ENGINEERING LOGO)
    
    163 Wharf Street
Brisbane, Queensland 4000
PO Box 994, Spring Hill,
Queensland 4004
Tel +617 3244 7777
Fax +617 3244 7788
 Tax Invoice
 Invoice No:
    21591Date:
    31-MAY-08Terms:
    30 NETDue:
    30-JUN-08Page:
    1
 Job Number  Project Name   
Contract / PO Number                
Billing Period 27-APR-08 to 31-MAY-08
 All line Items below are as per attached Invoice Detail Report
 Line
    
    Description
    
    
    
    Net Amount
    
    Tax
    
    Total1
    
    Labour2
    
    Expenses
 AUD
    
    TOTAL
    
    $
    
    $
    
    
    $
 BANK INFORMATION
 BANKBSB:ACCOUNT:ACCOUNT NAME:
    
    Chief Financial Officer




---



##### Table of Contents



(LYCOPODIUM ENGINEERING LOGO)
    
    Ore Plant
    
    Project No:Invoice Details
 Invoice Number
    
    21591Billing Period
    
    27-APR-2008 to 31-MAY-2008Invoice Date
    
    31-MAY-08Currency Code
    
    AUDLabour
 Expenses
 Fixed Rate Office ExpensesFixed Rate Office Exp  ManilaFixed Rate Office ExpensesFixed Rate Office ExpensesGeneral Expenses
 Hire Furniture and EquipmentTravel  AirfareHRG Australia Pty Ltd
    
    1002191161  D. WHITAKER- BRISBANE, CAIRNS RETURNTravel  MiscellaneousMiscellaneous Travel CostsTotal Expenses
 Sub Consultants
    
    Note: Items in the section below include the appropriate mark up as per the contractual agreement.
 Total Sub Consultants
 Total Project




---



##### Table of Contents



RECONCILIATION OF PROJECT INVOICING
 BUDGET
 EXTERNAL
    
    TOTALDESCRIPTION
    
    STATUS
    
    LABOUR
    
    EXPENSES
    
    SERVICES
    
    (AUD)Original Budget
    
    I
 NOTE:
    
    I= IncompleteC = Complete
 ACTUAL
 EXTERNAL
    
    TOTALINVOICE NO.
    
    DESCRIPTION
    
    LABOUR
    
    EXPENSES
    
    SERVICES
    
    (AUD)21461
    
    24 February to 29 March 200821518
    
    30 March to 26 April 200821591
    
    27 April to 31 May 2008




---



##### Table of Contents



APPENDIX 5
 DRAWINGS
 CONTENTS
 § DRAWING LIST (DRAWINGS CONTAINED IN VOLUME 2)




---



##### Table of Contents



Drawing No.
    
    Rev
    
    Title0701-130-FP-2053
    
    B
    
    Lihir Gold Expansion 2007 Oxygen and Steam Blow Back Piping and
Instrument Diagram0701-1341-M-001
    
    C
    
    Lihir Gold Expansion 2007
55f Grinding Thickeners Site Location0701-1326-M-004
    
    D
    
    Lihir Gold Expansion  2007 Grinding Area Proposed Layout Section 
Ball Mill0701-1326-M-005
    
    D
    
    Lihir Gold Expansion  2007 Grinding Area Proposed Layout Exist Conv
CV07 & Gravity Gold0701-1326-M-001
    
    C
    
    Lihir Gold Expansion  2007 Grinding Area Proposed Layout Plan0701-1341-M-002
    
    A
    
    Lihir Gold Expansion 2007 55mDIA Grinding Thickener Elevations0701-1343-M-005
    
    C
    
    Metallurgical Plant Autoclave Area Survey Information Elevations0701-1343-M-007
    
    E
    
    Metallurgical Plant Autoclave Area Location Plan Option 30701-1343-M-010
    
    A
    
    Metallurgical Plant Autoclave Area Autoclave No40701-1343-M-013
    
    A
    
    Metallurgical Plant Autoclave Area Survey Information Sections0701-1343-M-014
    
    B
    
    Metallurgical Plant Autoclave Area Concrete Block Retaining Walls
Plan & Elevation0701-1343-M-015
    
    B
    
    Metallurgical Plant Autoclave Area Concrete Block Retaining Walls
Sections & Detail0701-1300-M-107
    
    M
    
    Metallurgical Plant Put Put Area Sit Plan




---



##### Table of Contents



Drawing No.
    
    Rev
    
    Title130-FP-007
    
    
    22
    
    
    Metallurgical Plant Pre-Oxidation Feed Tanks Piping and Instrument
Diagram130-FP-005
    
    
    22
    
    
    Metallurgical Plant Grinding and Classification Piping and Instrumentation
Diagram130-FP-006
    
    
    22
    
    
    Metallurgical Plant Mo. 1 CCD Thickener (Train 2) Piping and Instrument
Diagram130-FP-007
    
    
    22
    
    
    Metallurgical Plant Pre-Oxidation Feed Tanks Piping and Instrument
Diagram130-FP-012
    
    
    13
    
    
    Metallurgical Plant Pressure Oxidation Autoclave No. 001 Piping and
Instrument Diagram130-FP-013
    
    
    12A
    
    
    Metallurgical Plant Pressure Oxidation Autoclave No. 002 Piping and
Instrument Diagram130-FP-014
    
    
    10
    
    
    Metallurgical Plant Pressure Oxidation Autoclave No. 003 Piping and
Instrument Diagram130-FP-016
    
    
    8
    
    
    Metallurgical Plant Pressure Oxidation Seal Water Piping and Instrument
Diagram130-FP-018
    
    
    12
    
    
    Metallurgical Plant No. 1 CCD Thickener (Train 1) Piping and Instrument
Diagram130-FP-020
    
    
    19
    
    
    Metallurgical Plant Neutralisation and Leach Piping and Instrument
Diagram130-FP-033
    
    
    16
    
    
    Metallurgical Plant Reagents (Lime) Piping and Instrument Diagram130-FP-036
    
    
    21
    
    
    Metallurgical Plant Plant Air Distribution Piping and Instrument Diagram130-FP-038
    
    
    14
    
    
    Metallurgical Plant Raw Water System Piping and Instrument Diagram130-FP-039
    
    
    20
    
    
    Metallurgical Plant Plant Water Distribution Piping and Instrument
Diagram




---



##### Table of Contents



Drawing No.
    
    Rev
    
    Title130-FP-040
    
    
    17
    
    
    Metallurgical Plant Filtered Water Distribution
Piping and Instrument Diagram130-FP-042
    
    
    9
    
    
    Metallurgical Plant Fire Water Distribution
Piping and Instrument Diagram130-FP-045
    
    
    13
    
    
    Metallurgical Plant Sea Water Distribution
Piping and Instrument Diagram130-FP-049
    
    
    12
    
    
    Metallurgical Plant Oxygen and HP Steam Blow
Back Piping and Instrument Diagram130-P-058
    
    
    6
    
    
    Heat Recovery Project Flash and Heating P&ID130-FP-059
    
    
    6
    
    
    Metallurgical Plant Heat Recovery Project Flash
and Heating Piping and Instrument Diagram130-P-060
    
    
    3
    
    
    Pebble Crusher Project Metallurgical Plant
Pebble Crushing Piping and Instrument Diagram Sheet
1130-FP-601
    
    
    2
    
    
    Metallurgical Plant FGO Stockpile & Reclaim
Piping and Instrument Diagram130-FP-606
    
    
    3
    
    
    Metallurgical Plant FGO Flotation Piping and
Instrument Diagram130-FP-608
    
    
    3
    
    
    Metallurgical Plant Concentrate Thickener No.1
Piping and Instrument Diagram0701-130-FP-2071
    
    
    C
    
    
    Lihir Gold Expansion 2007 Concentrate Thickener
No.2 Piping and Instrument Diagram0701-130-FP-2196
    
    
    C
    
    
    Lihir Gold Expansion 2007 Sea Water Distribution
Piping and Instrument Diagram133-P-001
    
    
    7
    
    
    Pilot Flotation Plant Flotation Area
Conditioning tanks Piping and Instrument
Diagram130-FP-059
    
    
    6
    
    
    Metallurgical Plant Heat recovery Project Flash
and Heating Piping and Instrument Diagram




---



##### Table of Contents



Drawing No.
    
    Rev
    
    Title0701-130-FP-2071
    
    C
    
    Lihir Gold
Expansion 2007
Concentrate Thickener
No.2 Piping and
Instrument
Diagram0701-130-FP-2045
    
    B
    
    Lihir Gold
Expansion 2007
Pre-Oxidation Feed
Tanks Piping and
Instrument
Diagram0701-130-FP-2046
    
    B
    
    Lihir Gold
Expansion 2007
Autoclave Feed Pumps
Piping and Instrument
Diagram0701-130-FP-2047
    
    B
    
    Lihir Gold
Expansion 2007
Pressure Oxidation
Piping and Instrument
Diagram0701-130-FP-2048
    
    B
    
    Lihir Gold
Expansion 2007
Pressure Oxidation
Autoclave No.4 Piping
and Instrument
Diagram0701-130-FP-2049
    
    A
    
    Lihir Gold
Expansion 2007
Pressure Oxidation
Seal Water Piping and
Instrument
Diagram0701-130-FP-2050
    
    B
    
    Lihir Gold
expansion 2007
Pressure Oxidation
Seal Water Piping and
Instrument
Diagram0701-130-FP-2051
    
    C
    
    Lihir Gold
Expansion 2007
Pressure Oxidation
Piping and Instrument
Diagram0701-130-FP-2052
    
    B
    
    Lihir Gold
Expansion 2007
Autoclave No. 4
Agitators Piping and
Instrument
Diagram0701-130-FP-2053
    
    B
    
    Lihir Gold
Expansion 2007 Oxygen
and Steam Blow Back
Piping and Instrument
Diagram0701-130-FP-2054
    
    B
    
    Lihir Gold
Expansion 2007
Pressure Oxidation
Autoclave No. 4
Piping and Instrument
Diagram0701-130-FP-2055
    
    B
    
    Lihir Gold
Expansion 2007
Autoclave No. 4 Feed
Booster Pumps Piping
and Instrument
Diagram0701-130-FP-2076
    
    B
    
    Lihir Gold
Expansion 2007 Flash
Transfer Piping and
Instrument
Diagram0701-130-FP-2003
    
    C
    
    Lihir Gold
Expansion 2007 HGO
Stockpile and Reclaim
Piping and Instrument
Diagram0701-130-FP-2016
    
    C
    
    Lihir Gold
Expansion 2007
Grinding and
Classification Piping
and Instrument
Diagram




---



##### Table of Contents



Drawing No.
    
    Rev
    
    Title0701-130-FP-2017
    
    A
    
    Lihir Gold Expansion 2007 SAG Mill Piping and Instrument Diagram0701-130-FP-2018
    
    A
    
    Lhir Gold Expansion 2007 BALL Mill Piping and Instrument Diagram0701-130-FP-2034
    
    A
    
    Lihir Gold Expansion 2007 Process Water Distribution to Grinding Piping
and Instrument Diagram0701-130-FP-2036
    
    D
    
    Lihir Gold Expansion 2007 Grinding Thickeners Piping and Instrument
Diagram0701-130-FP-2037
    
    B
    
    Lihir Gold Expansion 2007 Grinding Thickeners Piping and Instrument
Diagram0701-1300-M-107
    
    M
    
    Metallurgical Plant Put Put Area Site Plan0701-1300-M-108
    
    A
    
    Metallurgical Plant Conveyors General Arrangements0701-1314-M-022
    
    C
    
    Lihir Gold Expansion 2007 Crushing Station Study Crusher Arrangement0701-1315-M-034
    
    B
    
    Lihir Gold Expansion 2007 Ore Reclaim and Handling Plant Conveyor System
CV X4 Elevation (Option 2C)0701-1315-M-039
    
    A
    
    Lihir Gold Expansion 2007 Ore Reclaim and Handling Plant Conveyor System
CVX1 Elevation (Option 3)0701-1315-M-046
    
    A
    
    Lihir Gold Expansion 2007 Ore Reclaim and Handling Plant Conveyor System
CV X2 Elevation (Option 3)0701-1316-M-01
    
    E
    
    Lihir Gold Expansion 2007 Ore Reclaim and Handling Plant Conveyor System
Stacker Area Layout0701-130-FP-2001
    
    C
    
    Lihir Gold Expansion 2007 Primary Crushing & Conveying Piping and
Instrument Diagram0701-130-FP-2002
    
    B
    
    Lihir Gold Expansion 2007 Primary Conveying Piping and Instrument
Diagram




---



##### Table of Contents



Drawing No.
    
    Rev
    
    Title0701-130-FP-2206
    
    
    B
    
    
    Lihir Gold Expansion 2007 New Crusher Fire Water Piping and Instrument
Diagram130-FP-003
    
    
    9
    
    
    Metallurgical Plant Primary Crushing and Conveying Piping and
Instrument Diagram130-FP-004
    
    
    10
    
    
    Metallurgical Plant Primary Crushing and Conveying Piping and
Instrument Diagram130-FP-038
    
    
    14
    
    
    Metallurgical Plant Raw Water System Piping and Instrument Diagram130-FP-601
    
    
    2
    
    
    Metallurgical Plant FGO Stockpile & Reclaim Piping and Instrument
Diagram0701-130-FP-2016
    
    
    C
    
    
    Lihir Gold Expansion 2007 Grinding and Classification Piping and
Instrument Diagram




---



##### Table of Contents



APPENDIX 6 LETTER OF AWARD
 CONTENTS
 §
LETTER OF AWARD




---



##### Table of Contents



10 th September 2008
 Lycopodlum Engineering Qld Pty Ltd
 Attention:
    
    Ian YovlchTelephone:
    
    07 3244 7777Facsimile:
    
    07 3244 7788Mobile:
    
    0419 045 293E-Mail:
    
    to: lan.vovlch@lvcopodium.com.au
  RE:
    
    MILLION OUNCE PLANT UPGRADE PROJECTWORK PACKAGE MOPU-0011DESIGN SERVICES FOR THE UPGRADE OF THE CRUSHING, CONVEYING, GRINDINGAND OXIDATION AREAS FOR THE MOPU PROJECTAWARD NOTIFICATION
  th
  a)
    
    Addenda, Notices of Explanation, and Notices to Tenderers:
 
    
    MOPU-0011 Notice to tenderers 1, 2, and
2(revised);
    
    MOPU-0016 Notice to tenderers 1,2,3
and 4.
 b)
    
    Tender Documents as issued by LSA including:
 
    
    Work Packages MOPU-0011 and MOPU-0016
(Issued by email
21st May 2008 and
6th June Respectively)
 c)
    
    Minutes of post tender / pre-award meetings:
 
    
    Post Tender Meeting held 17 July 2008;
    
    Post Tender Meeting held 22 August 2008; and
    
    Post Tender meeting held
9th September 2008.
 d)
    
    Tender correspondence:MOPU-0011 To Consultant -
 
    
    Email dated 21st May (MOPU-0011-L Invitation to Tender  MOPU Grinding &
Oxidation Design
 GPO Box 905Phone: +617 3318 3300
    
    Brisbane QLD 4001 AustraliaLibir Services Australia Pty Limited
    
    Fax: +617 3318 9203
    
    Level 9, 500 Queen StreeABN
33 118 087 611
    
    Website: www LGLgold.com
    
    Brisbane QLD 4000 Australia




---



##### Table of Contents



Page 2.  
    
    Email dated 5th June (MOPU-0011-L Grinding thru POX Design
Services  Notice to Tenderers #1)
    
    Email dated 23rd July (MOPU-0011-L Re:  Lycopodium Capacity to Tender)
    
    Email dated 21stAugust (MOPU-0011-L Post Tender meeting #2  Grinding /
POX / Crushing / Conveying)
    
    Email dated
26th August (MOPU-0011-L RE: Clarification of Battery Limits Between
MOPU-0011 & MOPU-0018)
 MOPU-0011: From Consultant -
 
    
    Email dated 22nd May (MOPU-0011-C FW: Invitation to Tender  MOPU Grinding
& Oxidation Design Services)
    
    Email dated
23rd July (RE: MOPU-0011-L Re:  Lycopodium Capacity to Tender
[scanned by scanmail])
    
    Email dated 18th August (MOPU-0011 & MOPU-0016)
    
    Email dated 25th August (MOPU-0011-C Clarification of Battery Limits Between
MOPU-0011 & MOPU-0018)
 MOPU-0016: To Consultant 
 
    
    Email dated 6th June (MOPU-0016-L Invitation to Tender  Crushing &
Conveying Design Services)
    
    Email dated 17th June (MOPU-0016-L MOPU Crushing / Conveying Design  Notice To
tenderers #1)
    
    Email Dated 18th June (MOPU-0016-L Crushing/Conveying Design  Notice to tenderers
#2)
    
    Email dated 24th June (MOPU-0016-L Crushing IConveying Design Tender  Notice
to Tenderers #3)
    
    Email dated 24th June (MOPU-0016-L Crushing / Conveying Design tender  Notice
to Tenderers #4)
    
    Email dated 3rd July (MOPU-0016-L Crushing / Conveying Post tender Questions)
    
    Email dated 16th July (MOPU-0016-L Post tender meeting agenda)
    
    Email dated 23rd July (MOPU-0016-L Post tender meeting minutes)
    
    Email dated 22nd August (MOPU-0016-L Information from Post tender meeting #2)
    
    Email dated 22nd August (MOPU-0016-L Pebble crushing Information)
    
    Email dated 25th August (MOPU-0016-L Organisational structure)
    
    Email dated 25th August (MOPU-0016-L Post tender meeting #2 Miinutes)
    
    Email dated 28th August (MOPU-0016-L Submission questions)
    
    Email dated 2nd September (MOPU-0016-L RE: Submission Questions)
    
    Email dated 3rd September (MOPU-0016-L Schedule dates)
    
    Email dated 9th September (MOPU-0016-L RE: Insurance Policy)
    
    Email dated
10th September (MOPU-0016-L Minutes of Meeting
9-9-08)
 MOPU-0016: From Consultant -
 
    
    Email dated 13th June (On behalf of Greg ONeil: MOPU-0016-C Queries)
    
    Email dated 18th June (Re: MOPU-0016-L MOPU Crushing / Conveying Design  Notice
To tenderers #1 [scanned by scanmail])
    
    Email dated 24th June (Re: MOPU-0016-L Crushing / Conveying Design tender -
Notice to Tenderers #4 [scanned by scanmail])
    
    Email dated 27th June (MOPU-0016-C: Tender Package for the Crushing and
Conveying Facilities Design Services (P2036)  Part 1 of 3 [scanned by scanmail])
    
    Email dated 27thJune (Fw: MOPU-0016-C: Tender Package for the Crushing and
Conveying Facilities Design Services (P2036)  Part 2 of 3 [scanned by scanmail])
    
    Email dated
27th June
(Fw: MOPU-0016-C: Tender Package for the Crushing and
Conveying Facilities Design Services (P2036)  Part 3 of 3 [scanned by scanmail])
    
    Email dated 3rd July (Re: MOPU-0016-L Crushing / Conveying Post tender
Questions [scanned by scanmail])
    
    Email dated
8th July (On Behalf of Greg ONeil: MOPU-0016 Post Tender Questions.)
    
    Email dated 11th July (Re: Tender Review Meeting [scanned by scanmail])
    
    Email dated 16th July (Re: MOPU-0016-L Post tender meeting agenda [scanned by
scanmail])
    
    Email dated 18th July (MOPU-0011  Overall Project Schedule)
    
    Email dated 21st July (MOPU-0011  Lycopodium Capacity to Tender)
    
    Email dated 22nd July (FW: MOPU-0011-L Re:  Lycopodium Capacity to Tender
[scanned by scanmail])
    
    Email dated 23rd July (RE: MOPU-0016-L Post tender meeting minutes [scanned by
scanmail])
    
    Email dated 1st August (RE: MOPU-0016-L-001 Post Tender Meeting #2 [scanned by
scanmail])
    
    Email dated 7th August (no subject line)




---



##### Table of Contents



Page 3. 
    
    Email dated 18th August (MOPU-0011 & MOPU-0016)
    
    Email dated 21st August (CVs)
    
    Email dated 27th August (no subject line)
    
    Email dated 28th August (Negotiating table.)
    
    Email dated 29th August (FW: [scanned by scanmail])
    
    Email dated 29thAugust (MOPU-0016-L Submission questions [scanned by
scanmail])
    
    Email dated 3rd September (MOPU-0016-L RE: Submission Questions)
    
    Email dated 3rd September (no subject line)
    
    Email dated 4th September (Schedule & Planned Meeting)
    
    Email dated 9thSeptember (Fw Insurance Policy [scanned by
scanmail])
    
    Email dated 10th September (Fw: MOPU-0016-L RE: Insurance Policy
[scanned by scanmail])
    
    Email dated 10th September (Budget. Schedule & Org Chart)
 e)
    
    Consultants Tender(s), and additional submitted supporting information.
  1.
    
    You are advised that the Project Management of your services will be the responsibility of:
 a)
    
    Project Managerb)
    
    Design Manager c)
    
    Design package Manager 
 2.
    
    You are required to commence the Services immediately.3.
    
    A meeting is required with your Company at a time TBA to finalise the contract document
and kick off the work package.4.
    
    This letter confirms LSAs verbal advice of Contract Award 10th September
2008. which shall serve as the commencement of the Project Schedule, and the date of
commencement of Services.
  Yours faithfully,
    
    Acceptance of Award of ContractFor and On Behalf ofLycopodium Engineering Qld Pty Ltd