Exhibit 10.26



 


Confidential Materials Omitted and Filed Separately with the Securities and Exchange Commission Pursuant to a Request for Confidential Treatment under Rule 24b-2 under the Exchange Act of 1934, as amended.  Confidential Portions are marked: [***]




 


SIGN AND RETURN ALL PAGES TO CIRM                                                                                                                SP3A-07552







NOTICE OF GRANT AWARD – RFA 13-03A: CIRM Strategic Partnership III Track A Awards


California Institute for Regenerative Medicine


 


Issue Date: October 16, 2015


 


	
Grant Number:

	
SP3A-07552

	
Project Period Start:

	
10/01/2014


	
Grantee Name:

	
Asterias Biotherapeutics

	
Project Period End:

	
09/30/2018


	
Grantee ID:

	
PR-Y0035A-SF

	 	 
	
Principal Investigator:

	
Jane Stephanie Lebkowski

	
Total Award Amount:

	
$14,323,318


	
Project Title:

	
A Phase I/IIa Dose Escalation Safety Study of AST-OPC1 in Patients with Cervical Sensorimotor Complete Spinal Cord Injury










		
Authorized Organizational Official and Address:

	
Official and Address to Receive Payments:


		
Katharine E. Spink


Chief Operating Officer


230 Constitution Drive


Menlo Park, CA 94025

	
Katharine E. Spink, Ph.D.


230 Constitution Drive


Menlo Park, CA 94025










The California Institute for Regenerative Medicine (CIRM) hereby awards a grant in the amount of $14,323,318 to be disbursed over a total period of 4 years to Asterias Biotherapeutics (Grantee ID: PR-Y0035A-SF) in support of the above referenced project. This award is pursuant to the California Stem Cell Research and Cures Act (Health and Safety Code section 125290.10 et. seq.) and is subject to terms and conditions referenced below.  (Capitalized terms are defined in the CIRM Grants Administration Policy for For-Profit Organizations (GAP), a copy of which may be found on the CIRM website at: http://www.cirm.ca.gov/our-funding/chapter-5-grants-administration-policies







In accepting this Grant, the Grantee warrants to CIRM that any funds expended under the Award will be for the purposes set forth in the approved Application and agrees to comply with all applicable CIRM regulations and standards.







To accept this Grant, the Principal Investigator and Authorized Organizational Official must sign and return this Notice of Grant Award (NGA) to CIRM within 45 days of the issue date. Payment will be issued only after the fully signed NGA is received by CIRM.  Grant funds will be sent to the organization’s address listed above under Official and Address to Receive Payments unless an updated address is provided in the box below.  If the Applicant cannot accept the award, including the legal obligation to perform in accordance with the provisions of this NGA, it should notify CIRM immediately.







If you have any questions about this award, please contact the CIRM staff referenced on page 3.


 



	

 


 


 


Ellen Feigal, M.D.


Senior Vice President, Research & Development


California Institute for Regenerative Medicine



	
 


Updated Address to Receive Payments:


 


 


 


 







 


AWARD ACCEPTANCE: The Principal Investigator and Authorized Organizational Official must sign below and return the entire NGA to CIRM to accept the Grant award.







	 	
Principal Investigator

	
Authorized Organizational Official


	
Name

	
Jane Stephanie Lebkowski

	
Katharine E. Spink


	
Signature

	
/s/ Jane Stephanie Lebkowski

	
/s/ Katharine E. Spink


	
Date

	
October 16, 2014

	
October 16, 2014





 



Page 1 of 12







SIGN AND RETURN ALL PAGES TO CIRM     SP3A-07552







TERMS AND CONDITIONS:


 



	
A.

	
This award is based on the application submitted to CIRM, and as approved by the Independent Citizens' Oversight Committee (ICOC) on the above-titled project and is subject to the terms and conditions incorporated either directly or by reference in the following:













		1.	The California Stem Cell Research and Cures Act (Health and Safety Code Section 125290.10 et. seq.) and regulations adopted by the ICOC.











		2.	The CIRM Grants Administration Policy for Academic and Non-Profit Institutions (Title 17, California Code of Regulations, Section 100500), CIRM Intellectual Property Policy and Revenue Sharing Requirements for Non-Profit and For-Profit Grantees (Title 17, California Code of Regulations. Sections 100600-100611), the CIRM Medical and Ethical Standards Regulations (Title 17, California Code of Regulations, Sections 100010-1000120), and any subsequently adopted applicable regulations.











		3.	The terms and requirements detailed in RFA 13-03A: CIRM Strategic Partnership III Track A Awards.











		4.	The Progress Milestones and Go/No Go Milestones set out in Appendix A to this NGA.











		5.	Budget detail for the Principal Investigator set out below.











	B.	CIRM-funded animal work to be carried out by Asterias Biotherapeutics, which requires IACUC protocol approval, cannot commence until such IACUC approval is provided to CIRM.











	C.	CIRM-funded human subjects work to be carried out under this Award, which requires IRB protocol approval, cannot commence until such IRB approval is provided to CIRM.











	D.	If CIRM determines, in its sole discretion, that Grantee has not satisfied a Progress Milestone, CIRM may suspend disbursements until such time as Grantee satisfies the Progress Milestone. Upon suspending disbursements, CIRM may convene its progress Evaluation Committee and may seek input from Grantee in order to evaluate the circumstances of the delay, including, but not limited to, its cause, impact and any mitigating factors; provided, however, that CIRM may permanently cease disbursements if Grantee does not satisfy the Progress Milestone within four (4) months of the date that the Progress Milestone was scheduled to have been satisfied, or if the delay is not addressed to CIRM's satisfaction, as determined by CIRM in its sole discretion.











	E.	CIRM may suspend or permanently cease disbursements if CIRM determines, in its sole discretion, that the Grantee has not satisfied a Go/No Go Milestone (as defined in Appendix A to this NGA).











	F.	Of the total award amount of $14,323,318, up to $6,737,865 is available for process development. The disbursement of these funds shall be contingent upon the negotiation of Progress and Go/No Go Milestones and a payment schedule satisfactory to CIRM. Upon CIRM’s approval of Progress and Go/No Go Milestones and a payment schedule, CIRM shall make disbursements based on the approved payment schedule. As set forth in Paragraphs C and D, CIRM reserves the right to suspend or terminate disbursements if CIRM determines, in its sole discretion, that Grantee has failed to satisfy a Progress or Go/No Go Milestone relating to process development.











	G.	Grantee shall conduct CIRM-funded work only on the basis of the milestones and/or success criteria outlined in Appendix A that have been agreed upon by Grantee and CIRM.  Throughout the progress of the grant, Grantee and CIRM may agree upon new or modified milestones, success criteria, or other funding requirements (identified as “Modified Requirements”). Such Modified Requirements shall be agreed upon in writing between Grantee and CIRM and will be incorporated by reference to the milestones document set forth in Appendix A.











	H.	In the event that Grantee elects to terminate the award or the clinical trial or other work to be funded by the award, for reasons other than the Grantee’s failure to meet a Progress or Go/No Go Milestone and/or a decision by the Food and Drug Administration to place a clinical hold on the trial, Grantee shall reimburse CIRM for the funds received by Grantee from CIRM under the award, with interest at a rate per annum equal to the one year LIBOR rate (in effect as of the last business day of the immediately preceding calendar month) plus 1%, from the date of receipt of each disbursement to the date of repayment.





 



Page 2 of 12








	I.	At least one month prior to each Q1 disbursement date (see Reporting Schedule below), Grantee will demonstrate to CIRM’s reasonable but sole satisfaction that Grantee has funds available, either in the form of cash, cash equivalents or securities listed on an automated quotation system which have no resale restrictions under federal or other applicable securities laws, sufficient to fund all of Grantee’s budgeted expenses (excluding depreciation, amortization, and other GAAP expenses which do not affect cash levels, but including overhead and administrative expenses, taxes, and the costs and expenses detailed in the Notice of Grant Award), less the costs budgeted to be covered by planned Grant disbursements, which are anticipated by Grantee to be incurred by Grantee in connection with the CIRM-Funded Project and its business operations over the next twelve (12) months, as demonstrated by Grantee’s submission of its most recent budget forecasts and other financial information reasonably requested by CIRM.  CIRM reserves the right to suspend or terminate disbursements if CIRM determines, in its sole discretion, that Grantee has failed to satisfy this financial requirement.











	J.	CIRM has the right to attend key FDA meetings regarding the funded project, including but not limited to any clinical milestone meeting, or clinical hold meeting (FDA Meetings).  CIRM also has the right to review any data package(s) or other information, including confidential and/or proprietary information, provided by Grantee to the FDA in connection with such FDA Meetings, as well as any FDA Meeting minutes, and to share such information with CIRM’s confidential advisers.  To facilitate CIRM’s participation in FDA Meetings, Grantee shall notify CIRM as soon as practicable after it has scheduled an FDA Meeting, and shall, upon request, provide CIRM a copy of any data package or other information it intends to provide or has provided to the FDA, as well as any FDA Meeting minutes.











	K.	Grantee shall comply with the terms of the Communication Plan, attached hereto as Appendix B.











	L.	If CIRM determines, in its sole discretion, that Grantee has not complied with the terms and conditions of this award, CIRM may suspend or permanently cease Disbursements, or pursue other remedies as allowed by law.











	M.	The timing of the distribution of funds pursuant to this Grant shall be contingent upon the availability of funds in the California Stem Cell Research and Cures Fund in the State Treasury, as determined by CIRM in its sole discretion.










Please check the following website for updated policy documents: http://www.cirm.ca.gov/cirm-operations/Regulations


 


AWARD DETAIL (U.S. Dollars):







	 	 	
Year 1

	 	 	
Year 2

	 	 	
Year 3

	 	 	
Year 4

	 
	
Direct Project Costs

	 		 	 		 	 		 	 		 
	
Personnel

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 


	
Travel

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 


	
Supplies

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 


	
Equipment

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 


	
Consultants/Subcontracts

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 


	
Total Direct Project Costs

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 


	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	
Facilities Costs

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 


	
Indirect Costs

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 

	 	
$

	
[***]

	
 


	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	
TOTAL BUDGET

	 	
$

	
4,211,863

	 	 	
$

	
4,543,518

	 	 	
$

	
4,136,541

	 	 	
$

	
1,431,103

	 








QUARTERLY INSTALLMENTS ON GRANT PAYMENTS


Payments will be made in quarterly installments, issued at the beginning of each quarter. Quarters will be tied to the project start date.  The Year 1 Budget represents a 15 month period and hence the 1st disbursement issued upon execution of the agreement represents 6/15ths of the Year 1 Budget to cover pre-award costs and the 1st 3 months of the project period.







*Any interest accrued by the Grantee from the Grant payments must be used for the CIRM Strategic Partnership III Track A Awards.


 



Page 3 of 12







Disbursement Schedule:







	
Payment #:

	
Type

	
Schedule Date

	 	
Amount

	 
	
1

	
Pre-Award and Year 1 Q1

	
~10/15/2014

	 	
$

	
916,554

	 
	
2

	
Year 1 Q2

	
1/1/2015

	 	
$

	
458,277

	 
	
3

	
Year 1 Q3

	
4/1/2015

	 	
$

	
458,277

	 
	
4

	
Year 1 Q4

	
7/1/2015

	 	
$

	
458,277

	 
	
5

	
Year 2 Q1

	
10/1/2015

	 	
$

	
541,012

	 
	
6

	
Year 2 Q2

	
1/1/2016

	 	
$

	
541,012

	 
	
7

	
Year 2 Q3

	
4/1/2016

	 	
$

	
541,012

	 
	
8

	
Year 2 Q4

	
7/1/2016

	 	
$

	
541,012

	 
	
9

	
Year 3 Q1

	
10/1/2016

	 	
$

	
489,786

	 
	
10

	
Year 3 Q2

	
1/1/2017

	 	
$

	
489,786

	 
	
11

	
Year 3 Q3

	
4/1/2017

	 	
$

	
489,786

	 
	
12

	
Year 3 Q4

	
7/1/2017

	 	
$

	
489,786

	 
	
13

	
Year 4 Q1

	
10/1/2017

	 	
$

	
292,719

	 
	
14

	
Year 4 Q2

	
1/1/2018

	 	
$

	
292,719

	 
	
15

	
Year 4 Q3

	
4/1/2018

	 	
$

	
292,719

	 
	
16

	
Year 4 Q4

	
7/1/2018

	 	
$

	
292,719

	 








These disbursements represent the funding for the clinical trial. Disbursements for the process development activities will be determined upon final negotiation of milestones for those activities as stated in condition F above.







PROGRESS & FINANCIAL REPORTS SCHEDULE







	
Requirement Type

	
Due Date

	
Notes


	
Progress Report

	
01/01/2015

	
Year 1 Q1


	
Financial Report

	
02/01/2015

	
Year 1 Q1


	
Progress Report

	
04/01/2015

	
Year 1 Q2


	
Financial Report

	
05/01/2015

	
Year 1 Q2


	
Progress Report

	
07/01/2015

	
Year 1 Q3


	
Financial Report

	
08/01/2015

	
Year 1 Q3


	
Financial Milestone Check

	
09/01/2015

	
Year 1


	
Annual Progress Report

	
10/01/2015

	
Year 1


	
Financial Report

	
01/01/2016

	
Year 1


	
Progress Report

	
01/01/2016

	
Year 2 Q1


	
Financial Report

	
02/01/2016

	
Year 2 Q1


	
Progress Report

	
04/01/2016

	
Year 2 Q2


	
Financial Report

	
05/01/2016

	
Year 2 Q2


	
Progress Report

	
07/01/2016

	
Year 2 Q3


	
Financial Report

	
08/01/2016

	
Year 2 Q3


	
Financial Milestone Check

	
09/01/2016

	
Year 2


	
Annual Progress Report

	
10/01/2016

	
Year 2


	
Financial Report

	
01/01/2017

	
Year 2


	
Progress Report

	
01/01/2017

	
Year 3 Q1


	
Financial Report

	
02/01/2017

	
Year 3 Q1


	
Progress Report

	
04/01/2017

	
Year 3 Q2


	
Financial Report

	
05/01/2017

	
Year 3 Q2





 



Page 4 of 12







	
Progress Report

	
07/01/2017

	
Year 3 Q3


	
Financial Report

	
08/01/2017

	
Year 3 Q3


	
Financial Milestone Check

	
09/01/2017

	
Year 3


	
Annual Progress Report

	
10/01/2017

	
Year 3


	
Financial Report

	
01/01/2018

	
Year 3


	
Progress Report

	
01/01/2018

	
Year 4 Q1


	
Financial Report

	
02/01/2018

	
Year 4 Q1


	
Progress Report

	
04/01/2018

	
Year 4 Q2


	
Financial Report

	
05/01/2018

	
Year 4 Q2


	
Progress Report

	
07/01/2018

	
Year 4 Q3


	
Financial Report

	
08/01/2018

	
Year 4 Q3


	
Annual Progress Report

	
10/01/2018

	
Year 4


	
Financial Report

	
01/01/2019

	
Year 4





 


CIRM CONTACTS:


Gabriel Thompson, Grants Management Officer


Phone: 415-396-9274                               Email: gthompson@cirm.ca.gov             Fax:  (415) 396-9141







Kevin Whittlesey, Science Officer


Phone: 415-396-9311                               Email: kwhittlesey@cirm.ca.gov             Fax: (415) 396-9141







The CIRM home page is at http://www.cirm.ca.gov







CIRM Mailing Address:


California Institute for Regenerative Medicine


Attn:  Gabriel Thompson, Grants Management Officer


210 King Street


San Francisco, CA 94107


 








Page 5 of 12







APPENDIX A - Confidential                                                                                    SP3A-07552







NOTICE OF GRANT AWARD – RFA 13-03A: CIRM Strategic Partnership III Track A Awards


California Institute for Regenerative Medicine







	
Grant Number:

	
SP3A-07552

	
Project Period Start:

	
10/01/2014


	
Grantee Name:

	
Asterias Biotherapeutics

	
Project Period End:

	
09/30/2017


	
Grantee ID:

	
PR-Y0035A-SF

	 	 
	
Principal Investigator:

	
Jane Stephanie Lebkowski

	
Total Award Amount:

	
$14,323,318


	
Project Title:

	
A Phase I/IIa Dose Escalation Safety Study of AST-OPC1 in Patients with Cervical Sensorimotor Complete Spinal Cord Injury





 


Milestone achievement is an important indicator of progress and is a major factor in review of progress reports.  Insufficient progress through Milestones may result in loss of further funding.  The Milestones summarized below replace the Milestones proposed in the original Application.   These Milestones will be used as a basis for review in the progress reports and progress Evaluation Meetings unless further modified with Prior Approval from CIRM.







Clinical Trial Milestones: Year 1 (Q4 2014-Q3 2015)







	 	
Milestone

	
Target 


completion 


date

	
Progress 


or Go/No 


Go

	
Comments


	
Clinical/


Regulatory

	
1.        Execute contracts with [***] and all other contractors necessary to open all four clinical sites.

	
Q4 2014

	
Progress

	
Applies to contracts with vendors and service providers. Does not apply to contracts with all four clinical sites, which will likely extend into Q1-2 2015 for completion.


	
CMC

	
2.       Complete final release of sufficient cGMP-grade material to supply proposed clinical plan


 


Success criteria: At least [***] differentiated cells meeting specified release criteria

	
Q4 2014

	
Progress milestone

	
	
Clinical/ Regulatory

	
3.    Open first site


 


Success criteria:  First site open for enrollment, including site initiation, site agreement signed and IRB approval and imaging CRO contract signed

	
Q1 2015


 

	
Progress


 

	
Based on previous experience, it will likely take 5-6 months to complete IRB review and site training after obtaining FDA clearance for the trial.


	
Clinical/ Regulatory

	
4.    Execute contracts with all clinical sites

	
Q2 2015

	
Progress

	
Agreements signed with all remaining clinical sites and remaining IRB approvals obtained.





 



Page 6 of 12







	
Clinical/ Regulatory

	
5.        Enroll first subject


 


Success criteria:  First subject enrolled in first cohort

	
Q2 2015

	
Progress

	
Enrollment will likely be slow at first, but is expected to accelerate as more sites open and outreach efforts reach referral centers


	
Clinical/ Regulatory

	
6.        Complete site initiation for remaining three  clinical sites


 


Success criteria:  Four clinical sites open for enrollment

	
Q2 2015

	
Progress

	
Currently anticipated sites are Shepherd


 


                 [***];


 


 


however, this is subject to change based on results of final site qualification visits and other considerations.










Clinical Trial Milestones: Year 2 (Q4 2015-Q3 2016)







	 	
Milestone

	
Target 


completion 


date

	
Progress 


or Go/No 


Go

	
Comments


	
Clinical/


Regulatory

	
7.        Complete enrollment, DMC review of 30 day safety data from first cohort


 


Success criteria:  Enrollment of  3 subjects within 6 months; DMC approves escalation to second dose cohort

	
Q4 2015

	
Go/no go

	
If safety concerns deemed by DMC serious enough to pose an undue risk to patients are observed in the first dose cohort, a no go decision will be made.


	
Clinical/ Regulatory

	
8.        Enroll first subject in second dose cohort


 


Success criteria:  Enrollment of first subject in second cohort

	
Q1 2016


 


 


 


 


 

	
Progress


 


 


 


 


 

	
Assumes acceptable safety in cohort 1. Target is to enroll first subject within two months of DMC approval of dose escalation.


 


	
Clinical/ Regulatory

	
9.        Complete enrollment, DMC review of safety data from second dose cohort


 


Success criteria:  Enrollment of 5 subjects in second cohort; DMC approves escalation to third dose cohort

	
Q3 2016

	
Go/no go


 

	
Enrollment should be more rapid in second dose cohort as more sites open, outreach completed. It is expected to take 4-6 months to enroll 5 patient cohort.


 


If safety concerns deemed by DMC serious enough to pose an undue risk to patients are observed in the second dose cohort, a no go decision will be made.





 



Page 7 of 12







Clinical Trial Milestones: Year 3 (Q4 2016-Q3 2017)







	 	
Milestone

	
Target 


completion 


date

	
Progress


or Go/No 


Go

	
Comments


	
Clinical/ Regulatory

	
10.      Enroll first subject in third dose cohort


 


Success criteria:  Enrollment of first subject in the third cohort

	
Q4 2016


 

	
Progress


 


 

	
Assumes acceptable safety in cohort 2. Target is to enroll first subject within 1-2 months of DMC approval of dose escalation.


	
Clinical/ Regulatory

	
11.      Initial (6 month) activity readout from second dose cohort


 


Success criteria:  Continued demonstration of safety. If  ≥2 of 5 subjects show ≥2 neurological levels improvement in  motor function, this could be a possible early sign of efficacy

	
Q1 2017

	
Progress

	
Based on historical controls, anticipated spontaneous frequency of ≥2 neurological level improvement in motor function  is 1 of 5 subjects (21%) at 6 months.  However, given early timepoint, small number of subjects, and dose at low end of likely efficacious range, data will not be used as a go/no go decision point.


	
Clinical/ Regulatory

	
12.     Complete enrollment of Phase 1/2a dose escalation study


 


Success criteria:  Enrollment of 5 subjects in third dose cohort

	
Q2 2017

	
Progress

	
Target is to enroll 5 subjects in third dose cohort within 4-6 months.





 



Page 8 of 12







Clinical Trial Milestones: Year 4 (Q4 2017-Q3 2018)







	 	
Milestone

	
Target 


completion 


date

	
Progress 


or Go/No


Go

	
Comments


	
Clinical/ Regulatory

	
13.      Initial (6 month) activity readout from third dose cohort


 


Success criteria:  Continued demonstration of safety. If  ≥2 of 5 subjects show ≥2 neurological levels improvement in  motor function, this could be a possible early sign of efficacy.


 

	
Q4 2017


 


 


 


 

	
Progress


 


 


 


 

	
Based on historical controls, anticipated spontaneous frequency of ≥2 neurological level improvement  in motor function  is 1 of 5 subjects (21%) at 6 months.  If the data show a higher frequency of improvement this could be a promising early sign of efficacy.  However, subjects will also be followed to 1 year as improvements may take longer than 6 months to manifest.


	
Clinical/ Regulatory

	
14.      Complete one year follow-up of Phase 1/2a dose escalation study

	
Q2-2018


 

	
Progress


 

	 
	
Clinical/ Regulatory

	
15.      Complete study report


 


Success criteria:  No major safety concerns identified;  ≥2 of 5 subjects show two neurological levels of improvement in at least one dose cohort


 

	
Q3 2018

	
Go/no go

	
Go/no go decision point for subsequent clinical trials, primarily from a safety perspective.  Will also be looking for evidence that are meeting TPP of >40% of patients achieving 2 neurological levels of improvement as preliminary efficacy readout for justification of investment in subsequent trials.
















Page 9 of 12







APPENDIX B - Confidential                                                                                    SP3A-07552


 


Communication Plan for CIRM-Funded Clinical Trial












 


*Upon notification of an FDA Clinical Hold, Sponsor must inform CIRM within 24 hrs. of receipt of the FDA notice.  In cases where the FDA communicates issues or seeks information for a potential clinical hold, Sponsor will inform CIRM concurrent with (i.e. within 24 hrs. of) their response to the FDA


 



		I.	SAE Reporting











		(1)	Site Reporting to Sponsor





 


The Investigator must notify the Sponsor by telephone or fax of any serious adverse event within 24 hours of the Investigator’s knowledge of the event.  Telephone reports must be followed by a written report within 24 hours.  Follow-up reports must be submitted in a timely fashion as additional information becomes available.








		(2)	Sponsor Reporting to the Food and Drug Administration (FDA)










The trial Sponsor, Asterias Biotherapeutics, will report any suspected adverse reaction to study treatment that is both serious and unexpected to the FDA in an IND safety report (21 CFR 312.32(c)(1)(i)).  Each report will be documented using FDA Form 3500A.  Asterias will submit an IND safety report to FDA and all participating investigators no later than 15 calendar days after the Sponsor’s initial receipt of the information and determination that the suspected adverse reaction or other information qualifies for reporting.  Asterias will report any unexpected fatal or life-threatening suspected adverse reaction to FDA no later than 7 calendar days after the Sponsor’s initial receipt of the information (21 CFR 312.32(c)(2)).







Reports will be completed with all available information, including a brief narrative describing the suspected adverse reaction and any other relevant information. If applicable, the Sponsor will also include identification of similar reports and an analysis of the significance of the suspected adverse reaction.


 



Page 10 of 12








		(3)	Review of Safety events by the Data Monitoring Committee (DMC)










The Asterias Biotherapeutics DMC is responsible for safeguarding the interests of study participants and assessing the safety of study procedures and will manage the overall conduct of study AST-OPC1-01. This committee will provide recommendations about continuing, and stopping the study. In addition, DP Clinical will provide the DMC with summary data on adverse events, serious adverse events, and reports submitted to FDA.







Please refer to the Asterias Biotherapeutics Data Monitoring Committee Charter.








		(4)	Sponsor Reporting to CIRM










DMC meetings will be conducted on a routine basis. During each meeting, critical issues, unexpected problems and trends will be identified and discussed.  The Asterias Clinical Trial Manager (TBD reporting to Edward Wirth) will have responsibility for reporting any suspected adverse reaction to study treatment that is both serious and unexpected, and any event of impact to the clinical project to CIRM within 24 hours.  In addition, Asterias will provide a summary of safety events, in coordination with the meetings of the DMC.







Asterias Safety Reporting Contacts:








		·	Edward Wirth III, MD, PhD, Chief Translational Officer






		·	Naomi Kautz, Associate Director of Regulatory Affairs










CIRM Safety Reporting Contacts:








		·	Kevin Whittlesey, Ph.D.






		·	Ellen Feigal, M.D.







 



		II.	Other Study Related Press Releases and Trial Hold “Crisis Reporting”










The Asterias Project Manager,(Katharine Spink) will have primary responsibility of communication with CIRM overall project information, including study decisions and “crisis” issues or other occurrences that may impact the conduct of the trial and to do so within 24 hours of determination by the DMC.  Upon notification of an FDA Clinical Hold, Asterias will inform CIRM. CIRM will also be notified of an announced FDA audit within 7 business days, and other study related issues at least 5 business days advanced notice.







Any news releases and/or public statements related to this CIRM grant will be approved by both sides to ensure consistency of message.







Asterias and CIRM agree to provide reasonable advanced notice (at least 5 business days unless otherwise dictated by SEC reporting regulations) of news releases and/or public statements related to this grant, to the other party, in order to give the other party an opportunity to review and suggest edits to the content.  However, both Asterias and CIRM retain the ultimate right of authority regarding their external communications.  Neither Asterias nor CIRM shall use the name of the other party in public-facing documents, statements or presentations without the prior consent of an authorized individual within the organization.


 



Page 11 of 12







Management and Communications Contacts:


 


For Asterias, the authorized individuals shall be Katharine E Spink and Jane Lebkowski.







For CIRM, the authorized individuals are the Sr. Director of Public Communications, Kevin McCormack, and Sr. Vice President of Research and Development, Dr. Ellen Feigal.








		III.	Routine Communications





Asterias and CIRM will have a mutual commitment towards maintaining communication between quarterly reports.








 


Page 12 of 12