IN THE COMMONWEALTH COURT OF PENNSYLVANIA

Lobar Associates, Inc.
, :

Petitioner :

: v. : No. 1038 C

. D

. 2018 : Argued: March 12, 2019 Pennsylvania Turnpike Commission, :

Respondent :
BEFORE: HONORABLE MARY HANNAH LEAVITT, President Judge

HONORABLE P. KEVIN BROBSON, Judge HONORABLE BONNIE BRIGANCE LEADBETTER, Senior Judge

OPINION BY PRESIDENT JUDGE LEAVITT FILED: August 1, 2019

Lobar Associates, Inc. (Contractor) petitions for review of an order of the Board of Claims (Board ) that sustain ed the preliminary objections of the Pennsylvania Turnpike Commis sion (Commission) and dismissed Contractor’s
claim fo r lack of jurisdiction. The Board held that Contractor’s claim was barred by
the si x

- month statute of limitations set forth in Section 17 1 2.1(b) of the
Commonwealth Procurement Code , 62 Pa. C.S. §1712.1(b )

. 1 Contractor argues that
the Board erred in its determination of when Contractor’s claim accrued. Discerning no such error by the Board, w e affirm. Background On June 18, 2 014, Contractor agreed to construct a 2,431

- square

- foot material testing laboratory at mile marker 113.82 of the Pennsylvania Turnpike (the

1 Section 1712.1(b) of the Procurement Code states: (b) Filing of claim.

-- A claim shall be filed with the contracting officer within six months of the date it accrues. If a contractor fails to file a claim or files an untimely claim, the contractor is deemed to have waived its right to assert a claim in any forum. Untimely filed claims shall be disregarded by the contracting officer. 62 Pa. C.S. §1712.1(b).2

Somerset Project) for the Commission . Contractor completed the work in June 2016. On July 27, 2016, Contractor submitted a “supplemental work order” to the Commission, requesting additional compensation of $150,925.19 for changes to the project made by the Commiss ion during construction

. Reproduced Record at 676a (R.R. __). On September 21, 2016, the Commission responded that it would pay $35,233.05 for the suppleme ntal work. Contractor responded with a request for further review, which was denied by the Commission on October 17, 2016.

On March 27, 2017, Contractor submitted a n administrative claim to
the Commission ’ s contracting o fficer , seeking $418,767.42 for the supplemental
work and delay damages attributable to the Commission’s project design changes

. The Commission conducted an a dministrative hearing. It denied Contractor’s claim as untimely because it was not submitted within six months of the Commission’s September 21 , 2016, determination that it would pay $35,233.05 for the supplemental work

.

Thereafter, on September 14, 2017, Contractor filed a three

- count claim against the Commission with the Board asserting breach of contract
, unjust
enrichment
, and violation of the Contractor and Subcon tractor Payment Act, 73 P.S. § § 501

- 516. 2 Contractor sought a judgment in excess of $418,767.42, plus interest, costs of suit and attorney fees.

Contractor’s claim state d that the Somerset Project began as a publicly bid project. However, the Commission then made an “unwieldy and confusing

2 Act of February 17, 1994, P.L. 73, as ame nded , 73 P.S. §§ 501

- 516. The Contractor and Subcontractor Payment Act sets guidelines for prompt payment. Section 9 of the Contractor and Subcontractor Payment Act, 73 P

. S. §509. Interest may be assessed on payments unreasonably held. Section 9(d) of the Contractor and Subcontractor Payment Act, 73 P.S. §509(d). A contractor that withholds payment in bad faith can be subjected to a one percent penalty and attorney fees. Section 12 of the Contractor and Subcontractor Payment Act, 73 P. S. §512.3

attempt to convert [the] p ublicly bid project into a JOC [job

- order contract] project.” Claim, ¶2 at 1; R.R. 8a. 3 The claim alleged that this conversion resulted in “ an incomplete design to start the [p]roject and thus one that changed and morphed as the [p]roject proceeded.” Cl aim, ¶3 at 2; R.R. 9a. The design changes required Contractor to perform work beyond the scope of the contract. Claim, ¶5 at 2; R.R.
9a. In addition
, Contractor sought delay damages for expenses it incurred due to delays caused by the design changes . C laim, ¶6 at 2; R.R. 9a. Contractor’s claim
asserted damages of $150,925.19 for the supplemental work and delay damages of $267,842.23. Claim, ¶7 at 2: R.R. 9a.

T he Commission filed preliminary objections
, asserting that the Board lacked jurisdiction be cause Contractor’s claim was barred by the six

- month statute
of limitations in Section 1712.1(b) of the Procurement Code . The Commission also
asserted that Contractor failed to exhaust its administrative remedy and failed to state
a claim for unjust enric hment. The Board held an evidentiary hearing on the question
of its jurisdiction

.

Contractor presented the testimony of Carl Barker, its project manager for the Somerset Project. 4 He has worked with hundreds of job order contracts , but

t he Somerset Project was his first with the Commission. The contract established a fixed price for the completion of the Somerset P roject , but it also authorized

3 A “job order” is defined by Section 101.03 of the Contract as the “contractor’s authorization issued by the Commission, in conjunction with a Purchase Order, to perform all work required to complete the Detaile d Scope of Work for the amounts in the Price Proposal within the agreed upon schedule.” R.R. 54 a.
4 Ba r ker was employed by Contractor from April 2015 through January 2018.4

supplemental job o rder s that would add work credits to , or deletions from
, the
contract’s fixe d price. 5

Barker’s contact at the Commission was Robert Kleimenhagen, the project manager. At the outset, Kleimenhagen instructed Barker to keep an Excel spreadsheet to document extra work Contractor performed on the Somerset P roject.
Rather than addres s each project change as it arose, Kleimenhagen explained that the Commission would review the spreadshee t at the end of construction . Barker thought this was unusual for such a large project
, but he complied with Kleimenhagen’s directive

. At the conclusion of the project, Contractor submitted a supplemental job order and spreadsheet seeking $150,925.19 for additional work.

Barker testified that he sent the supplemental job order request via email on July 27, 2016, to Gary Madey , the Commission’s construction manager

. Barker explained that the spreadsheet had to be uploaded using the Commission’s
collaborative software , known as “ Kahua
, ” and Madey was the person who handled
this software

. Notes of Testimony, 3/12/2018, at 53 (N.T. __); R.R. 3 88a . Barker

cop ied Kleimenhagen on the email to Madey. On August 26, 2016, Kleimenhagen responded that he hoped to complete the review by September and request ed
additional information from Barker. Barker did not respond to Kleimenhagen’s
email. On Septemb er 21, 2016, Kleimenhagen sent Barker an email with an attached spreadsheet. The email explained that the Commission’s entire construction management team had review ed Barker’s spreadsheet and compared it to the project design drawings, specification s , special provisions and on

- site

5 The Commission describes the job order contract between the Commission and Contractor as an “umbrella contract” from which individual “job orders” or “projects” could be awarded. Commission Brief at 9.5

construction inspections. The email concluded that Contractor was owed $35,233.05
, and not $150,925.19 . Contractor was advised to submit a supplemental job order for the work items for which the Commission was willing to pay.

On October 6, 2016, Barker sent Kleimenhagen an email requesting further review because Contractor did not accept the amount of $35,233.05 . Barker
did not specifically request , but expected, a meeting

. O n October 17, 2016,
Kleim enhagen responded with an email that reiterated the line

- by

- line account of
what the Commissio n agreed to pay pursuant to the September 21 , 2016, email

.

Barker testified that he believed the Commission’s Octo ber 17 , 2016,
email was the final determination . He did not belie ve the September 21 , 2016, email

was a final determination because the job order contract required a “collaborative process” whereby the parties would “review and discuss” all supplemental job
order s

. With the October 17 , 2016, email, Barker realized the Commission would not meet and discuss the supplemental job order at issue

.

On cross

- examination, Barker was asked about Contractor’s delay damages , which were not included in its July 27 , 2016, supplemental job order

. Barker explained that he was still working on the delay claims at that time. Barker acknowledged that the job order contract required prompt notification of any claim
for delay damages.

Barker was also questioned about a January 5, 2017, letter from the
Commission’s counsel to Contractor ’s counsel. In that letter the Commission expressed its disagreement with Contractor’s assumption that the deadline for filing
an administrative claim with the Commission was six months after Kle imenhagen’s October 17, 2016, email, i.e. , April 17, 2017. The letter stated that Kle imenhagen’s6

earlier email of September 21, 2016
, was the final determination, and Contractor had
six months from that date to file a claim, i.e. , March 21, 2017.

Janice Fleming

- White, a member of Contractor’s legal department
, testified. She reviewed the September 21 , 2016, email and concluded that it did not
constitute a final decision . Upon review of the October 17, 2016, email she prepared a letter of intent to file a claim, which was sent to Kleimenhagen the next day

.

The Commission presented the testimony of Klei menhagen, who stated that he was the project manager for the Somerset Project
, the contract representativ e and the contracting officer. Michael Baker International served as the construction

manager , and it assign ed Madey to inspect the Somerset Project

.

Kleimenhagen confirmed that he instructed Barker to keep a record of
the work that was deleted or added to the project and to submit all work changes in a supplemental job order at the conclusion of the contract. Kleimenhagen’s directive
did not relate to the notice of delay damages ; t he contract requires that a cla im for delay damages be asserted within ten calen dar days of the act that caused the delay.
The contract also required Contractor to file a notice of intent to submit a delay damages claim to the contracti ng officer in writing within ten days of the act o r omission. Kleimenhagen testified that Contractor submitted the supplemental job order request on July 27, 201 6. On August 24, 2016 , Kleimenhagen emailed Barker requesting additional documentation to finish the review , but Barker did not respond. Kleimenhagen then sent the September 21, 2016, email partially denying the claim. Attached to the email was a sp readsheet with a line

- by

- line analysis of costs the Commission accepted or rejected, followed by a notation “pay” or “no pay.” N.T. 142; R.R. 477a.7 Kleimenhagen noted that Barker’s email of October 6, 2016, did not point out any errors in the Commission ’s review

. It simply expressed disagreement and requested a further review. On October 17, 2016, Kleimenhagen responded to Barker, stating that the review had been completed, as reported in the Commission’s September 21 , 2016, email. Contractor then iss ued a notice of claim on October 18
, 2016.
On cross

- examination, Kleimenhagen was question ed about his status
as the Commission’s contract representative

. Kleimenhagen responded that he was assigned this job by his supervisor
, but he conceded there was no written
confirmation of his appointment. Kleimenhagen was then asked about an email Madey se n t to Barker in 2015 in which Madey identified himself as the contract representative. Kleimenhagen explained that he drafted the email for Madey to send
, but it looked , mistakenly, as if Madey was the author.

Madey testified regarding his review of the supplemental job order. 6
When Contractor submitted the supplemental job order and spreadsheet, Madey prepared his own spreadsheet. He looked at each of the 237 l ine item s submitted and compared each with the terms of the contract and the construction plans. If the item
listed represented additional work requested by the Commission, he wrote “pay” on the line. N.T. 212; R.R. 547a. If the item listed was required under the original contract, he wrote “no pay.” Id . There were items that Contractor had included in its proposal but did not perform, which he also listed as “no pay.” Madey stated that the spreadsheet was produced by collaboration between Mic hael Baker , Inc., and the

6 Madey was not questioned about the 2015 email where in he referred to himself as the contract representative.8

Commission. T he Commission’s construction management team did one review,
and it was completed by September 21, 2016.

T he Board sustained the Commission’s preliminary objection to its jurisdiction. The Board found that Contrac tor’s claim accrued on September 21,
2016. Accordingly, when Contractor filed its administrative claim to the
Commission on March 27, 2017, the six

- month statute of limitations in Section 1712.1(b) of the Procurement Code had run

.

The Board rejected C ontractor’s contention that Kleimenhagen was not the contract representative with authority to deny payment on Contractor’s supplemental job order . The contract defined the C ommission’s “ r epresentative” as “the authorized representative acting on behalf of the Director of Facilities and Energy Management Oper ations or the Chief Engineer.” R.R. 588a. The contract
made the “ r epresentative” the one to “decide differences concerning the performance
of the wor k covered by the contract.” R.R. 598a. Although Madey identified
himself in an email as the Commission’s “designated representative” on the Somerset Project
, the Board accepted Kleimenhagen’s testimony that he wa s the
actual contract “ r epresentative

. ” T his finding was supported by other evidence.

For example, Contractor sent the supplemental work order to Madey,
but it was Kleimenhagen who responded. It was Kleimenhagen who advised Barker
that if Contractor submitted a revised proposal
, “I will process the supplemental Job
Order ASAP.” R.R. 681a. These communications showed that Kleimenhagen was
the contract “ r epresentative
, ” and at no point did Contractor question Kleimenhagen’s authority to so act

. Indeed, Contractor sought further review from Kleimenhagen , and Contractor accepted his October 17 , 2016, email as a final
determination

.9 The Board rejected Contractor’s argument that the Septe mber 21 , 2016,
email was not a final determination . The email stated that the Commission had

“ completed the review” of Contractor’s supplemental job order request and that the “entire construction management team” had compared the submission with the project specifications. The email specifically identified what would not be paid,
with line

- by

- line notations , and this constituted a denial. The Board also rejected
Contractor’s assertion that Kle imenhagen’s October 17 , 2016, email implied that
additional review had been undertaken by the Commission subsequent to September
21 , 2016

. Cont ractor now petitions for this Court’s review. Appeal On appeal, 7 C ontractor raises several issues , which we have reordered and combined into three for purposes of our review . First, Contractor argues that the Board erred in finding that Klei menhagen wa s the contract “r epresentative ” with authority to ma k e a determination o n Contractor’s supplemental job order

. Second, Contractor contends that even if Kleimenhagen could issue a determ ination, the Board erred in holding that Contractor’s claim accrued on September 21, 2016, because Contractor reasonably interpreted the email Kleimenhage n sent on that date as merely starting the contractually mandated collaborative review process, to which
the Commission did not adhere. Relatedly, Contrac tor contends that the Board erred in failing to consider actions by the Commission after September 21, 2016, indicating that it did not consider Kleimenhagen’s email to be a final determination

.

7 In reviewing a Board decision this Court determines whether the Board committed an error of law, whether the necessary findings were supported by substantial evidence, or whether constitutional rights were violated. Wayne Knorr, Inc. v. Department of Transportation , 973 A.2d 1061 (Pa. Cmwlth. 2009) . Our standard of review of an order sustaining preliminary objections based on an issue of law is de novo, and our scope of review is plenary. Buchart Horn, Inc. v. Department of Transportation , 1 A.3d 960 (Pa. Cmwlt h. 2010)

.10

Third, Contractor asserts that the Board erred in finding th at any confusion o ver the procedure the Commission followed was cleared up by the January 5, 2017, letter from the Commission’s general coun sel; Contractor argues that letter was misleading

.

Discussion
I. Kleimenhagen’s Authority
In its first issue
, Contractor argues the Board erred in finding that Kleimenhagen was the Commission’s named contract “ r epresentative ” with
author ity to make a determination on C ontractor’s supplemental job order. 8
Contractor cites Kleimenhagen ’s testimony that there was nothing in writing appointing him as contract r epresentative

. T he only person who asserted, in writing,
that he was the Commission’s contract r epresentative was Madey, the
Commission’s con struction manager. Because Klei menhagen lacked the requisite
author ity, Contractor asserts that Kleimenhagen’s September 21, 2016
, email to
Barker was not a final determination that caused Contractor’s claim to accrue.

8 Section 101.03 of the parties’ contract defines the “representative” as “[t]he authorized representative acting on behalf of the Director of Facilities and Energy Management Operations or the Chief Engineer.” R.R. 588a. Pursuant to Section 10 5.01 of the contract, the named contract representative is authorized to: [1] determine the appropriateness of each task in the Price Proposal[;] [2] determine whether an item of work is a Prepriced Task or a Non

- Prepriced Task; [3] determine the quantity of the kinds of work and the quality of material for which payment will be made under the contract; [4] determine the answer to questions in relation to the project and its construction; and [5] decide differences concerning the performance of the work cov ered by the contract. R.R. 598a.11 The Commission responds that Kleimenhagen testified that he was appointe d the contract representative for the Somerset Project by his director

. Further, the Commission routinely assigned the project manager to serve as the

contract representative and the contracting o fficer. Kleimenhagen testified that
Contractor was well aware of this practice because it has completed dozens of construction projects with the Commission over many years. Kleimenhagen drafted
the 2015 email that identified the author as the contract r epresentative
, and Madey
sent it to Contractor. Alt hough it was not clear that the email referred to Kleimenhagen as the contract representative
, Contractor did not treat Madey as the
actual contract representative.

We agree with the B oard’s conclusion that Kle imenhagen had authority to issue a determination on Contractor’s supplemental job order. Barker emailed the supplemental job order to Madey, with a copy to Kleimenhagen , and the responses on August 26 and September 21, 2016
, came from Kleimenhagen. Barker did not testify that he considered the September 21 , 2016, email to be a preliminary
communication because Kl eimenhagen had authored it. In fact, Barker testified he had no idea who was the contract representative. Barker further testified that he
considered th e October 17 , 2016, email , which was also authored by Kleimenhagen,
to be the Commission’s final decision

. This inconsistency cannot be reconciled with Contractor’s premise that Kleimenha gen was not authorized to act as the
Commission’s contract r epresentative.

Further, t he Board credited Kleimenhagen’s testimony that he was the

contract r epresentative . This testimony is supported by Kleimenhagen’s Se ptember
21 , 2016, email to Barker , which states:

T he [Commission] has completed the review of your supplemental job order request submitted on July 27, 2016.12 Please find attached an EXCEL spreadsheet which provides an explanation for each category/line in the proposal, and our position on whether the line ite m will be paid or not by the [Commission]

. The entire const ruction management team [the Commission, the construction project manager and inspector
, and the project architect] thoroughly reviewed your submission by comparing it to the project design drawings, specif ications, special provisions, and on

- site inspections during construction. Our determination is the acceptable additional work costs submitted by [Contractor] is $35,233.05 not $150,925.19.

R.R. 681a (emphasis added). This email demonstrated Kleimenhagen ’s authority to speak for the Commission.

There is no support for Contractor’s claim that Kleimenhagen lacked authority

. Further
, Contractor’s legal d epartment deemed Kleimenhagen’s October
17 , 2016, email to speak for the Commission , thereby triggering Contractor’s right
to file a notice of claim. In sum, s ubstantial evidence supports the Board’s factual finding that Kleimenhagen was the contract representative on the project

.

II . Accru a l Date of Contractor’s Claim
Contractor contends that the Board erred in finding that Contractor’s claim accrued on September 21, 2016, because Kleimenhagen’s email of that date was not a final determination on Contractor’s supplemental job order. Contractor
observes that the email did not use terms such as “wil l not be paid” or “denied. ” Nor did Kleimenhagen assert in his subsequent email of October 17, 2016, that the claim had already been denied. Contractor maintains that it reasonably interpreted the September 21, 2016, email as starting the contractually m andated review process, which required that a supplemental job order follow the same process for developing

a new job order. This collaborative process required the parties to “ meet and
discuss ” the matter before a final determination was made , and the Co mmission did

not satisfy this requirement . Barker reque sted further review on October 6 , 2016,13

because he assumed there would be a meeting prior to a final determination.
Contractor asserts that the Commission’s actions after September 21, 2016, also
sho w that it did n ot consider Kleimenhagen’s communication of that date to be a
final determination.

Our Supreme Couort has addressed the accrual of a claim under the
Procurement Code

. In Darien Capital Management
, Inc. v. Public School Employes’ Retirement System
, 700 A.2d 395
, 397 (Pa. 1997), the Court stated as
follows :

A claim accrues when 1) a claimant is first able to litigate his or

her claim, e.g., when the amount due under the claim is known and the claimant is capable of preparing a concise and specific

w ritten statement detailing the injury, and 2) the claimant is affirmatively notified that he or she will not be paid by the Commonwealth.
Both prongs must be satisfied for a claim to accrue and only then will the statute of
limitations commence. Ferguson Electric Company, Inc. v. Department of General
Services , 3 A.3d 681, 686 (Pa. Cmwlth. 2010) . A refusal to pay need not contain the words “will not be paid” or “denied.” Id . Nor is it mandatory that the refusal state
that it is a “final decision” or advise the recipient of the “right to appeal.” Id . A claim accrues when the refusal communicates that payment will not be made. Id

.

The September 21, 2016, email from Kleimenhagen to Barker states, in relevant part, as follows:

The [Commission] has completed th e review of your supplemental job order request submitted on July 27, 2016. Please find attached an EXCEL spreadsheet which provides an explanation for each category/line in the proposal, and our position on whether the line item will be paid or not by th e [Commission]. The entire construction management team [ the Commis sion
, the construction project manager and inspector,14 and the project architect] thoroughly reviewed your submission by comparing it to the project design drawings, specifications, special provisions, and on

- site inspections during construction. Our determination is the acceptable additional work costs submitted by [Contractor] is $3 5,233.05 not $150,925.19. I have created JOC Project 02

- 2015

- G

- 009.01 in the E

- Gordian system, and respectfully request that you submit a revised proposal for the “pay” items listed in the attached EXCEL spreadsheet at your earliest convenience. Once I re ceive the proposal in E

- Gordian, I will process the supplemental Job Order ASAP.
R.R. 681a. Contractor asserts that this language did not trigger the accrual of its claim against the Commission. We disagree.

Kleimenhagen’s email specifies the total amount of the supplemental
work order that the Commission would pay

. A spreadsheet was attached , listing the 237 line items Contractor sought payment for and the cost of each item. A notation is made after every single item sta ting “pay” or “no pay.” A reason is listed for each item for which payment was denied. The email states the review was “completed,” and “our determination is the acceptable additional work costs submitted by [Contractor] is $35,233.05 not $150,925.19.” R.R. 681. In sum, the September 21, 2016, email meets both prongs of the standard set forth in Darien Capital Management , i.e. , Contractor was able to state the amount due under its claim and had been notified that it would not be paid that amount by the Commission

.

Notwithstanding the unequivocal denial communicated by the September 21, 2016, email, Contractor maintains that it reasonably interpreted it to
initiate the contractually mandate d review process, which requires a supplemental job order to foll ow the same process for developing a new job order. This collaborative process required the parties to “meet and discuss” the matter before a15

final determination was made. The Commission responds that the plain language of the contract does not support C ontractor’s argument. T he collaborative process set forth in the contract relates to the development of a job order. It makes no sense to follow this procedure for work already completed. The Board agreed, as do we.

Section 109.03(a) of th e contract states that a “ supplemental job order ”
will be developed in accordance with the “ procedures for developing a job order. ” R.R. 632a. More specifically, Section 109.03(a) states:

Work specified i n Sections 104.02 [regarding alterations to detailed scope of work] and 104.03 [deleted from contract] will be paid, if authorized in writing by the Representative, as a Supplemental Job Order developed in accordance with the procedures for developing a Job Order set forth in the Spec ial Provisions

. Compensation w ill be limited to the work authorized in writing and actually performed. Work performed before written authorization will be at the Contractor’s risk. A Supplemental Job Order identifying the work to be done and the price to be paid therefore will be processed before or during the performance of the work. To avoid interrupting the project, written authorization to perform the work [is permissible from specified project personnel].

Id

. (emphasis added)

. The “Procedur e for De veloping a Job Order” is set forth in Special Provision 9.00 of the C ontract

. It provides:

As the need exists, the Commission will notify the contractor of a project. The Commission and the contractor will review the project and discuss, at a minimum:

a. t he general scope of the work

b. a lternatives for performing the work and value engineering;

c. access to the site and protocol for admission;16 d. hours of operation;

e. staging area;

f. requirements for professional services, sketches
, drawings, and specifications;

g. constr uction schedule;

h. the presence of hazardous materials;

i. date on which the Price Proposal is due.

R.R

. 571a

- 72a. Once this initial process is completed, the contractor prepares a price proposal, which the Commission reviews to determine its reasonableness. The
Commission is authorized to accept or reject the price proposal for any reason.

T he contractual procedure for developing a job order requires a
discussion to determine what work will be done, how it will be done, when it will be
done and what it w ill cost. T his presupposes that the work has not yet been completed. Similarly, Section 109.03(a) states that the supplemental job order will
be “processed before or during the performance of the work.” R.R. 632a. Th ese requirements cannot be applied to the type of supplemental job order at issue here,
i.e. , one for work that has already been completed.

The Board rejected Contractor ’s claim that a supplemental job order was to be negotiated in accordance with the procedures for developing a job order.
The Board explained as follows:

Based on the Board’s reading of the [contract], as well as our years of experience in resolving contract claims, a supplemental job order, like a change order (which was to accompany same here per the General Provisi ons) is the process used when both contractor and owner/agency agree the work is beyond the scope of the original design/specifications and determine that the y can negotiate a price for the new work and add it to the contract17 before the new work is done wi thout delaying the project. It is not the process prescribed or utilized when the parties do not agree as to whether the disputed work is or is not within the original scope of the cont r act or have not determined to resolve the issue before the alleged ex tra work occurs. Instead the process prescribed her e by [] Kleimenhagen (i.e. continue with the work, keep track of what the contractor believes to be extra work, and seek resolution at the end of the project) is the more typical method for resolution of such disputed tasks as we have here in this case

. Based on the plain language of the [c]ontract, particularly that of Section 109.03 of the General Provisions, to which [Contractor] wishes strictly to hold the [Commission], we conclude that, strictly spe aking, this provision is not applicable to a claim for extra work made after the work was performed and done prior to written authorization . Therefore, to the extent [Contractor] claims the [Commission’s] denial of its request for additional payment was i neffective for failure to observe the supplemental job order process, we disagree.

Board Adjudication at 33 ( underlining in original) (emphasis added)

.

We agree with the Board’s analysis. Where uncertainty existed about
whether certain work wa s within the scope of the contract, Contractor was directed
to do the work an d then submit an invoice

. Contractor followed this procedure and
received the Commission’s a greement to pay the invoice for supplemental work , in part, on September 21 , 2016

. No tably, in his October 6, 2016, response
, Barker did not request a meeting or ask when one would be scheduled. Instead, Barker asked Kleimenhagen to “further review[]” the determination and “contact our office if you have any questions.” R.R. 716a. 9

9 In full, Barker’s email response to Klei menhagen stated: Attached is our response to the [Commission’s] offer for a Supplemental Work Order.18 Cont ractor argues that the Commission ’s actions after September 21, 2016, signaled that the Commission did not make a final determination on that date.
Contractor notes that Kleimenhagen took more than a week to respond to Barker’s October 6, 2016, email, whi ch implies that another review was conducted. Additionally, when Contractor filed its claim, the Commission held a hearing prior to dismissing it as untimely, which would not have been necessary unless it was uncertain about the meaning of the September 2 1, 2016, email. Contractor argues that the Board erred in failing to consider these points in determining the date that
Contractor’s claim accrued

.

Contractor’s argument lacks merit. The Board credited
Kleimen hagen’s testimony that he was at a conference in California when Barker

sent the October 6, 2016, email, so he did not review it until October 11, 2016. Because of other work, he was not able to respond until October 17, 2016. Simply,
Contractor’s belief that the lapse of time between the Commission’s two emails
shows that a second review occurred lacks a foundation in the record. Likewise
, nothing can be read into the Commission’s holding a hearing on Contractor’s claim before it dismissed it as untimely. We agree with the Board on t his point.

III . January 5, 2017, Letter from Commission’s Counsel Finally , Contractor challenges the Board’s conclusion that the Commission cleared up any confusion over the date Contractor’s claim accrued with

[Attachment:] [Contractor] is in receipt of your email dated 9/21/16 with

rev isions/acceptance of items on our ... Submission Breakdown of additional work performed on the above referenced project. We disagree with your proposed approval of $35,233.05 out of $150,925.19 of additional work which was directed by the [Commission] and p erformed by our firm. We respectfully request that these changes be further reviewed and paid for. Please feel free to contact our office if you have any questions. Thank you. R.R. 716a, 722a (emphasis in attachment omitted).19

a letter from its general counsel to Con tractor’s counsel on January 5, 2017. More specifically , the Board concluded that the letter of Commission’s counsel

cleared up any possible confusion engendered by the loose usage of the “ supplemental job order ” term and indicated that [Contractor’s] re quest for payment was finally denied on the September 21, 2016 date, at the latest.

Board Adjudication at 35.

Contractor argues that the letter from the Commission’s counsel did not

state that the Commission made and communicated its final determination through Kleimenhagen’s email to Barker on September 21, 2016. Further, the letter was confusing because it posited that Contractor’s claim could have accrued on several
different dates. The Commis sion responds that the letter expressly disagreed with Contractor’s suggestion that it had until April 17, 2017
, to file a claim.

To be gin
, c ounsel’s letter, sent to Contractor’s counsel, state d that the
Commission disagrees with [Contractor’s] position as to the present

procedural posture of its Claim. Accordingly, we respectfully disa gree w ith your assumption that [ Contractor’s ] Claim is to be filed on or before April 17, 2017.

R. R. 797a. The letter then went on to address several matters
, such as the lack of specificity in Contractor’s notice of claim and Contractor’s assertion that Kleimenhagen’s October 17, 2016, email represented the Commission’s final
determination. The Commission’s counsel reasoned that Barker’s request for
“further review” in his email of October 6 , 2016, demonstrated that Contractor understood that its request for payment had been denied on September 21, 2016.
The letter challenged Contractor ’s failure to file a notice of intent to file a claim20

within ten days of the September 21, 2016
, email and questioned why Contractor did not “suggest that its claim is due by March 21, 2017, six (6) months from that earlier
and identical determination.” R.R. 798a.

We reject Contractor ’s characterization of the letter as not s tating that

“ the Commission believed that [Contractor’s] claim accrued as of September 21,
2016.” Contractor B rief at 36. T he letter acknowledge d Contractor’s belief that the October 17, 2016
, email cons tituted the denial of the claim and then explained why
that belief was incorrect

. The letter state d that the September 21, 2016
, email denied
Contractor’s work costs and established the administrative claim was due by March 21, 2017, i.e. , six months fr om the September 21, 2016 email. There wa s nothing

c onfusing here. The Commission expressed its position that Contractor’s claim
accrued on September 21 , 2016

. Contractor chose to ignore this warning, to its own
detriment. 10
Conclusion

For all the above reasons
, we affirm the order of the Board. 11

_____________________________________ MARY HANNAH LEAVITT, President Judge
Judge Fizzano Cannon did not participate in the decision in this case.

10 Of course, the extra

- contr actual statement by the Commission’s counsel is not dispositive of what the job order contract required of the parties.
11 Judge Fizzano Cannon did not participate in the decision in this case.IN THE COMMONWEALTH COURT OF PENNSYLVANIA

Lobar Associates, Inc.
, :

Petitioner :

: v. : No. 1038 CD 2018
: Pennsylvania Turnpike Commission, :

Respondent :

O R D E R

AND NOW, this 1 st day of August , 2019 the order of the Board of
Claims , dated June 28, 2018, in the above

- captioned matter is hereby AFFIRMED.

_____________________________________ MARY HANNAH LEAVITT, President Judge