----

----

----

| PROJECT (Name and      Address)       | CHANGE ORDER      NUMBER:  01                                                                                                                                                                                                                                                                       |         OWNER:                           | x       |
|---------------------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------|---------|
|                                  |                                                                                                                                                                                                                                                                                                          |                                                                                       |    |
| Diamond      Jo New Casino            | DATE:  January      25,      2008                                            | ARCHITECT:                                                                       | o       |
| 301      Bell Street/Port of Dubuque  |                                                                                                                                                                                                                                                                                                          |                                                                                       |    |
| Dubuque,      IA  52001     |                                                                                                                                                                                                                                                                                                          | CONTRACTOR:                                                                      | x       |
|                                  |                                                                                                                                                                                                                                                                                                          |                                                                                       |    |
| TO CONTRACTOR (Name and      Address) | ARCHITECT’S      PROJECT NUMBER:                                                                                                                                                                                                                                                                        |             FIELD:   | o       |
|                                  |                                                                                                                                                                                                                                                                                                          |                                                                                       |    |
| Conlon      Construction Co.          | CONTRACT      DATE:  September 25, 2007                                                                                                                                                                                                                                                             |         OTHER:                           | o  |
| 1100      Rockdale Road               | CONTRACT      FOR:  General Construction                                                                                                                                                                                                                                                            |                                                                                       |    |
| Dubuque,      IA  52003     |                                                                                                                                                                                                                                                                                                          |                                                                                       |    |

----

| The      original GMP was                                           | $19,283,185.75                                                                                        |
|---------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------|
| The      net change by previously authorized Change Orders          | $                0.00 |
| The      GMP prior to this Change Order was                         | $19,283,175.75                                                                                        |
| The      GMP will be increased by this Change Order in the amountof | $41,622,987.25                                                                                        |
| The      new GMP including this Change Order will be                | $60,906,173.00                                                                                        |

----

| YWS      ARCHITECTS                 |   | CONLON      CONSTRUCTION CO.       |   | Diamond      Jo, LLC        |
|-------------------------------------|--------|------------------------------------|--------|-----------------------------|
| ARCGUTECT      (Firm name)          |   | CONTRACTOR      (Firm Name)        |   | OWNER      (Firm Name)      |
|                                |   |                               |   |                        |
| 5055      W. Patrick Lane           |   | 1100      Rockdale Road            |   | PO.      Box 1750           |
| Las      Vegas, NV  89118 |   | Dubuque,      IA 52003             |   | Dubuque,      IA 52004-1750 |
| ADDRESS                             |   | ADDRESS                            |   | ADDRESS                     |
|                                |   |                               |   |                        |
| s/Robert      P. Holtfreter         |   | s/Ben      Roush/Timothy J. Conlon |   | s/Jonathan      Swain       |
| (Signature)                         |   | (Signature)                        |   | (Signature)                 |
|                                |   |                               |   |                        |
| Robert      P. Holtfreter           |   | Ben      Roush, Project Manager    |   | Jonathan      Swain         |
| (Typed      name)                   |   | (Typed      name)                  |   | (Typed      Name)           |
|                                |   |                               |   |                        |
| Feb.      25, 2008                  |   | 4/19/08                            |   | 3/17/08                     |
| DATE                                |   | DATE                               |   | DATE                        |

----

| 1.   | Any      conflict between the terms and conditions of this Amendment and the terms      and conditions of the Agreement or Change Order referenced herein, the      terms and conditions of this Amendment shall  control. |
|----------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 2.   | Paragraph      9 of the Change Order shall be deleted in its entirely and replaced with      the following:  “There will be a savings split of 60% to the      Owner and 40% to the Contractor as follows:  GMP is $60,906,173,      which includes a contingency of $1,5000,000 leaving a Contractor Estimate      in the amount of $59,406,173.  Change Orders will increase the      Contractor Estimate amount accordingly as they are      executed.  The adjusted Contractor Estimate is the basis of the      savings split.” |
|----------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 3.   | Contractor      and Owner acknowledge and agree that all other terms of the Construction      Agreement and subsequent Change Order shall remain in full force and      effect. |
|----------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 4.   | Contractor      and Owner acknowledge and agree that this Amendment to Construction      Agreement and Change Order shall take effect  immediately. |
|----------------|-----------------------------------------------------------------------------------------------------------------------------------------------------|

|   | DIAMOND      JO, LLC | CONLON      CONSTRUCTION COMPANY |
|--------|----------------------|----------------------------------|

|   | (“Owner”) | (“Contractor”) |
|--------|-----------------------|----------------------------|

----