# In the United States Court of Federal Claims

No. 21

- 2261 (Filed Under Seal : April 1 1 , 2022) (Reissued for Publication: May 3, 2022 ) 1

**************************************

THALLE CONSTRUCTION CO., INC.

, *

* Plaintiff, *

*

v. *

* THE UNITED STATES, *

* Defendant, *

*

and *

* PHILLIPS & JORDAN, LLC, *

*

Defendant

- Intervenor. *

************************************** Post

- Award Bid Protest ; Motion

for Judgment on the Administrative Record; Unequal Treatment; Unstated Evaluation Criteria; Clarifications; Discussions; Prejudice; Injunctive Relief

.

Jacob W. Scott

, Smith Currie & Hancock LLP

, Washington, DC, counsel for Plaintiff. With

whom were Karl F. Dix and Lochlin B. Samples , of counsel.

Joshua A. Mandlebaum , U.S. Department of Justice, Civil Division, Washington, DC, counsel

for Defendant. Amber R. Jackson , Assistant District Counsel, U.S. Army Corps of Engineers, of

counsel.

Robert J. Symon , Bradley Arant Boult Cummings LLP, Washington, DC, counsel for Defendant

Intervenor. With whom were Pa trick R. Quigley

, Nathanial J. Greeson , and Sabah K. Petrov , of

counsel.

1 This Order and Opinion was filed under seal on April 11, 2022, see ECF No. 36, in accordance with the Protective Order entered on December 8, 2021, see ECF No. 13. The parties were given an opportunity to identify protected information, including source selection information, proprietary information, and confidential inf ormation, for redaction. The Defendant filed a joint status report on April 25, 2022, with redactions proposed by each party . ECF

No. 38. All redactions were unopposed. Id . at 2. The Court accepts all proposed redactions. All redactions have been

blackened out. Th e Court has also correct ed typographical errors.2 ORDER AND OPINION

DIETZ, Judge

.

Thalle Construction Co mpany , Inc. (“Thalle”) protests a decision by the U.S. Army Corps of Engineers (“Corps”) to award a contract for canal construction to Phillips & Jordan,

Inc. (“P &J ”). Thalle challenges the Corps ’ assessment of several significant weaknesses and

weaknesses against Thalle’s proposal , as well as its assessment of several strengths to P&J’s proposal

. Thalle alleges that the Corps applied unstated evaluation criteria, failed to engage in clarifications, and treated Thalle’s and P&J ’ s evaluations unequally

. Because the Court finds th at
the Corps’ ev aluation of Thalle’s proposal was arbitrary and capricious

, Plaintiff’s motion for judgment on the administrative record is GRANTED

. Defendant and Defendant

- Intervenor’s respective cross

- motion are DENIED

. The Corps is ENJOINED from proceeding with performance of the contract awarded to P&J until the Corps completes a reevaluation of Thalle’s proposal consistent with this Opinion

.

I. BACKGROUND

A. Overview of the Solicitation

The Corps issued Solicitation No. W912EP

- 21

- R

- 0024 (“Solicitation”) for the

construction of a seepage canal and an inflow/outflow (“I/O”) canal in the Everglades Agricultural Area

, as part of the Central Everglades Planning Project in Palm Beach County,

Florida . AR 2

. 2 The S olicitation called for a Federal Acquisition Regulation (“FAR”) Part 15 competitively negotiated source selection. Id

. The Solicitation contemplated a firm

- fixed price

contract. AR 10 . The S olicitation identified four evaluation factors: Technical Merit, Past Performance, Small Business Participation, and Price. AR 13. Technical Merit is the only evaluation factor at issue in this protest.

The Basis of Award section of the S olicitation stat ed that an “ award will be made [to] the best overall (i.e., best value) proposal that is determined to be the most beneficial to the [g] overnment , with appropriate consideration given to the four evaluation factors.” AR 13

. The Contracting Officer was to evaluate proposals “ us [ing] a trade

- off process to determine which offer represents the best value to the [g]overnment

. ” 3 Id

. Additionally, the Solicitation provided

that “[a]ll evaluation factors other than price, when combined, are approximately equal to price” for the purpose of the tradeoff analysis. Id. However, t he Solicitation further provided that “[t]o receive consideration for award, a rating of no less than ‘ Acceptable ’ must be achieved for the Technical Merit [f]actor .” Id.

The Solicitation stated that the objective of an offeror’s response to the Technical Merit
factor “ should be to instill confidence that the offeror thoroughly understands the requirements

of the [S ] olicitation, [and] has the expertise and experience required to successfully satisfy or

2 The Court cites to the Administrative Record, filed by the government at ECF No

. 22 as “AR ___.”

3 The FAR establishes when a tradeoff proce ss is appropriate and sets forth requirements for the conduct of a tradeoff process. See FAR 15.101

- 1.3

exceed the [S] olicitation requirements within the required period of performance[.]” AR 14

. The

S olicitation instructed that “[t]he [g]overnment will not make assumpti ons concerning intent, capabilities, or experiences” and that “[c]lear identification of proposal details shall be the sole responsibility of the offeror.” AR 14. Additionally, “ [o] fferors should also identify potential risks and plans for mitigating those risks.” AR 15

.

The Technical Merit factor consisted of two elements

— Technical Approach Plan and

Construction Schedule . AR 13

. The Technical Approach Plan element required offerors to

de scribe the way they would “execute the work from start to completion.” AR 15. This element specified minimum requirements for the Technical Approach P lan and stated that the proposed plan would be evaluated based on “ the degree to which the offeror’s proposal meets the requirements of the solicitation as well as the feasibility of the proposed approach.” AR 15

- 16

. The Construction Schedule element required the offeror to submit a schedule “showing the start and complet ion dates, interdependence, and other relative scheduling factors for all the items

listed in Element 1 above. ” AR 16. Both elements stated that “[a]ny conflicts between Element 1 and Element 2 may be noted as a weakness.” Id. However, the S olicitation exp lained that

“ [e]lements are not rated separately

. ” AR 15. E ach member of the Source Selection Evaluation Board (“SSEB”) would individually rate each proposal against the S olicitation evaluation criteria, and “[a]n overall rating w [ould] be assigned for Factor 1

– Technical Merit” based on the SSEB reaching a consensus on an adjectival rating . AR 15

- 16

. The five adjectival ratings available to the SSEB were Outstanding, Good, Acceptable, Marginal, and Unacceptable , as defined below . AR 17

- 18.4

Id

. The assignment of an overall rating include d “consideration of risk in conjunction with the strengths, weaknesses, significant weaknesses, uncertainties, and deficiencies” and “reflect[ ed ]

the [g] overnment’s confidence in each offeror’s technical ability, as demonstrated in its proposal, to perform the requirements stated in the [Solicitation].” AR 17.

B. The Evaluation, Award Decision
, and Protest

The Corps received five proposals, including those from Thalle and P &J

. AR 3463, 3773. Of the proposals, only P&J ’ s proposal received a Technical Merit rating of Acceptable or better

. See AR 21 41

- 68

. Thalle and P&J received the following ratings:

AR 2172. Thalle’s Marginal rating on Technical Merit was based on the SSEB’s assignment of no significant strengths, six strengths, five s ignificant w eaknesses

, and seven w eaknesses. See

AR 2164

- 66.

The SSEB presented its findings to the C ontracting O fficer, who also served as the Source Selection Authority (“SSA”) for this procurement . AR 2141

- 68

. The SSA made the

award decision without discussions “ because only one awardable proposal was received, and that proposal was in the awardable price range. ” AR 2193. The SSA determined that P&J represented

“ the best value offer providing the highest rated Technical Merit with all other factors essentially being rated equal.” Id

. The SSA recognized that while “there were other offerors with pricing lower than [P&J], their price is still $803,296.30 below the [ Independent Gov ernment Estimate (“IGE”) ]

. ” Id. P&J’s price was deemed fair and reasonable based on adequate price competition and comparison to the IGE

. Id.

Thalle filed its complaint in this Court on December 6, 2021

, alleging that the Corps failed to evaluate Thalle’s proposal in accordance with the S olicitation, failed to seek5

clarifi ca tions, and treated offerors unequally. 4 Compl

. , ECF No. 1. T he parties subsequently

filed cross

- motions for judgment on the administrative record, and oral argument was held on

March 22 , 202 2

. Thalle ’s protest is ripe for decision.

II. LEGAL STANDARDS

The Tucker Act grants this Court authority to render judgment on an action “by an interested party objecting to . . . any alleged violation of statute or regulation in connection with a procurement.” 28 U.S.C. § 1491(b)(1) (2018). The Tucker Act’s waiver of sovereign immunity “covers a broad range of potenti al disputes arising during the course of the procurement process” including objections to an award. Sys. Application & Techs., Inc. v. United States , 691 F.3d 1374, 1380 (Fed. Cir. 2012). Accordingly, Thalle’s challenge to the Corps’ award of a contract to
P&J is within this Court’s subject

- matter jurisdiction. 5

Under Rule 52.1 of the Rules of the United States Court of Federal Claims, a party may file a motion for judgment on the administrative record to assess whether a federal administrative body acted in accordance with the legal standards governing the decision under review. Agile Def., Inc. v. United States , 143 Fed. Cl. 10, 17 (2019). This motion “is often an appropriate vehicle to scrutinize an agency’s procurement actions because such cases typica lly involve interpretation of contract documents or regulations, thereby presenting no disputed issues of
material fact.” Banknote Corp. of Am., Inc. v. United States , 365 F.3d 1345, 1352 (Fed. Cir. 2004). On a motion for judgment on the administrative rec ord, the parties are limited to the administrative record, and the court makes factual findings as if it were conducting a trial on the

record. Bannum , Inc. v. United States , 404 F.3d 1346, 135 7 (Fed. Cir. 2005) . This Court’s inquiry is “whether, given all the disputed and undisputed facts, a party has met its burden of proof based on the evidence in the record.” A&D Fire Prot., Inc. v. United States , 72 Fed. Cl. 126, 131 (2006).

This Court reviews agency decisions in bid protests using the standard of review set forth in the Administrative Procedure Act (“APA”). 28 U.S.C. § 1491(b)(4); Impresa Construzioni Geom. Domenico Garufi v. United States , 238 F.3d 1324, 1332 (Fed. Cir. 2001 ) . This standard permits a court to set aside an agency’s contracting decision if the protestor shows it is “arbitrary, capricious, an abuse of discretion, or otherwise not in accordance with law.” 5 U.S.C. § 706(2)(A) (2018); Bannum , 404 F.3d at 1351

. “Un der an arbitrary or capricious standard, the reviewing court should not substitute its judgment for that of the agency[] but should review the basis for the agency decision to determine if it was legally permissible, reasonable, and supported by the facts. ” Glenn Def. Marine (Asia), PTE Ltd. v. United States , 105 Fed. Cl. 541, 559 (2012)

, aff’d , 720 F.3d 901 (Fed. Cir. 2013) (citing Motor Vehicle Mfrs. Ass’n of U.S., Inc. v.

State Farm Mut. Auto. Ins. Co. , 463 U.S. 29, 43 (1983)). The protestor has the burd en to show by a preponderance of evidence the arbitrary and capricious nature of the agency decision. Mortg.

4 Thalle initially filed its protest at the Government Accountability Office (“GAO”). AR 2375

- 96. GAO dismissed Thalle’s protest after Thalle opted to fi le a complaint in this Court. See AR 3639

- 41.

5 None of the parties to this litigation challenge the Court’s jurisdiction over this case or Thalle’s standing to bring its protest. Nonetheless, the Court “has an obligation to satisfy itself that jurisdict ion is proper[.]” L

- 3 Commc’ns. Corp. v. United States

, 99 Fed. Cl. 283, 288 (2011) (citing Hertz Corp. v. Friend

, 559 U.S. 77, 130 (201 0)).6

Cont r acting Servs., LLC v. United States , 153 Fed. Cl. 89, 124 (2021). While the APA standard calls for considerable deference to the agency, PAI C orp. v. United States , 614 F.3d 1347, 1351 (Fed. Cir. 2010) , a court may set aside an agency’s procurement decision if the decision lacked a rational basis, or the procurement procedure involved a violation of regulation or procedure. Impresa , 238 F.3d at 1332; see also Safeguard Base Operations, LLC v. United States , 989 F.3d 1326, 1343 (Fed. Cir. 2021). Nevertheless, if the reviewing court finds that the agency’s action evinced rational reasoning and consideration of relevant factors, it must sustain the agency’s

action. Advanced Data Concepts , 216 F.3d at 1058 (citing Bowman Transp., Inc. v. Arkansas

Best Freight Sys., Inc. , 419 U.S. 281, 285

- 86 (1974)).

An agency decision is arbitrary and capricious when it results from unequal treatment of

the offerors

. See CliniCo m p Int’l Inc., v. United States , 117 Fed. Cl. 722, 742 (2014) ( stating

“ [U] nequal treatment is fundamentally arbitrary and capricious, and violates

. . . full and open competition [.] ” ) . A claim of unequal treatment is derived from the FAR requirement that “[a]ll contractors and prospective contractors shall be treated fairly and impartially but need not be
treated the same.” FAR 1.102

- 2(c)(3). An offeror is treated unequally when “the agency unreasonably d owngraded its proposal for deficiencies that were ‘substantively indistinguishable’ or nearly identical from those contained in other proposals.” Off ice Design Grp. v. United States , 951 F.3d 1366, 1372 (Fed. Cir. 2020). If a protestor demonstrates that th e relevant proposal s were substantively indistinguishable, a reviewing court may compare and analyze “the agency’s treatment of proposals without interfering with the agency’s broad
discretion in these matters.” Id.

An agency decision is also arbitrary a nd capricious if the decision is a product of the

agency ’s application of unstated evaluation criteria. See NVE, Inc. v. United States , 121 Fed. Cl. 169, 180 (2015) (stating that an offeror can challenge an agency’s analysis as “arbitrary, capricious, or a n abuse of discretion” when the agency relies on unstated evaluation criteria). A claim that an agency relied upon unstated evaluation criteria in the evaluation of a proposal is

based on instruction in the FAR that “[a]n agency shall evaluate competitive proposals and then assess their relative qualities solely on the factors and subfactors specified in the S olicitation.” FAR 15.305(a). To succeed on an unstated evaluation criteria claim, “a protester must show that: (i) the procuring agency used a signifi cantly different basis in evaluating the proposals than was disclosed; and (ii) the protestor was prejudiced as a result

— or, in other words, that it had a
substantial chance to receive the contract award but for that error.” Banknote Corp. of Am., Inc.

v. United States , 56 Fed. Cl. 377, 387 (2003), aff’d , 365 F.3d 1345 (Fed. Cir. 2004).

III. DISCUSSION

In its protest, Thalle argues that the Corps performed an arbitrary and capricious proposal evaluation because it treated Thalle’s proposal unequally, applied unstated evaluation criteria, and failed to seek clarifications. Thalle specifically challenges the Corps’ assessment o f five significant weaknesses and seven weaknesses to its proposal, as well as its failure to assess three strengths to its proposal. But for the Corps’ faulty evaluation, Thalle asserts that its proposal would have received a higher Technical Merit rating

, been subject to a best

- value tradeoff analysis

, and , because of its lower price, ultimately been selected for contract award. Based on

the administrative record , the Court finds that the Corps’ assessment of two significant7

weaknesses and two weaknesses against Thalle’s proposal was arbitrary and capricious. The Court also finds that the Corps ’ failure to assess one strength to Thalle ’s proposal was arbitrary and capricious

.

A. T he Corps’ assessment of two significant weaknesses and two weaknesses
and its failure to assess one strength to Thalle’s proposal was arbitrary and capricious

.

1. The Corps’ assessment of a significant weakness because Thalle identified two different subcontractors to perform blasting was not arbitrary or capricious

.

The Corps assessed a significant weakness to Thalle’s proposal because it “identifie[d] two different subcontractors to perform drilling & blasting ( Contract Dr illing & Blasting [(“CD&B”)] as well as Florida Energy ).” AR 2164. The S olicitation provided that “a letter of commitment must be provided for any proposed major subcontractor for . . . rock blasting.” AR 928. A major subcontractor is defined as “any subco ntractor whose experience is submitted as part of the proposal.” Id

. The Solicitation also required that offerors “demonstrate that [it] and/or [its] major subcontractors have experience . . . successfully performing blasting operations.” AR

18.

Thalle included letters of commitment from Florida Energy and CD&B as blasting subcontractors in its proposal. AR 1288

- 90. In the blasting narrative portion of its proposal,

Thalle referred only to Florida Energy as its blasting subcontractor

. S ee AR 1301 (“Thal le will be partners with Florida Energy ”)

. In contrast, Thalle referred only to CD&B to demonstrat e its blasting experience

. AR 1349

- 57 ( CD&B’s blasting experience). In its evaluation, t he Corps explained that this discrepancy makes it “unclear who [Thalle] intends to use and therefore conflicts with the project blasting plan.” AR 2164.

Thalle argues that “the S olicitation did not prohibit offerors from providing letters of commitment from multiple subcontractors for the same work.” Pl.’s Mem. in Supp. of Mot. for J.

on Admin. R. at 29 , ECF No. 23

- 1 [hereinafter Pl.’s Mem.]. T his argument is not persuasive. The record shows that the Corps assessed this significant weakness, not simply because Thalle

submitted two letters of com mitment from different subcontractors, but because it is unclear from Thalle’s proposal which subcontractor would be used for blasting. AR 2164. The Court agrees that Thalle’s proposal is unclear. Thalle’s submission of the two letters of commitment,

combined with its use of Florida Energy in its blasting narrative and reliance on CD&B for its past performance, creates an ambiguity in the proposal. It is not the Corps’ obligation to resolve such ambiguity. See AR 14 (“ The [g] overnment will not make assumptions concerning intent, capabilities, or experiences

. . . . C lear identification of proposal details shall be the sole responsibility of the offeror”). C onsidering the importance of blasting subcontractors to the overall project and the Co rps’ stated requirement to demonstrate experience performing

successful blasting operations, the Corps reasonably view ed this ambiguity as a concern and assign ed a significant weakness to Thalle’s proposal for its perceived increased risk of unsuccessful performance. AR 17, 2164.8 2. The Corps’ assessment of a significant weakness for Thalle’s proposed equipment resources was not arbitrary or capricious

.

The Corps assessed another significant weakness because t he equipment resources included in Thalle’s proposal “are unclear for loading and hauling[.]” AR 2164. The S olicitation required that offerors “[p]rovide typical production rates for all listed equipment planned to be utilized to blast, excavate, remove, t ransport, crush, process, place, and stockpile material.” AR 15. In the planned equipment portion of Thalle’s proposal, it states that Thalle will use “ two spreads per canal. ” AR 1296. It further explains that:

Thalle will utilize two independent loading spreads that each include Two 349

excavator and Eight 40 ton off road trucks , with each canal having a D6 doze r for cleanup. This equipment spread will maintain 376 [cubic yards (“CY”)] per hour,

which in combination will maintain 1,128 CY per hour, or 11,280 CY per shift. This production rate provides for enough float in the schedule to account for downtime, weather, equipment maintenance, or environmental stoppages but not exceed the 530 feet per week allowed

.

AR 1297. The Corps asse ssed a significant weakness, explaining that “ [Thalle] states two independent spreads ; however, 2*346 CY per hour is 346 CY short of 1,128 CY and it is

unknown if [Thalle] intends to use three independent spreads or two .” 6

, 7 AR 2164. The Corps further explained that “[i]f [it is ] two

, [then] it does not appear to be enough production resources
to meet the schedule.” Id

.

The Court agrees that Thalle’s proposal is unclear mathematically. Thalle proposed to use two spreads per canal, each with two excavators and additional equipment. Thalle’s proposal
stated that each “ equipment spread will maintain [a rate of] 376 CY per hour.” AR 1297 (emphasis added). At that rate, three spreads would be required to equal Thalle’s proposed total production ra te of 1,128 CY per hour. Thalle’s proposed equipment usage thus falls short of its proposed total production rate. Even if the Corps understood Thalle’s proposed individual rate to apply to each excavator rather than each equipment spread (which is notably different from the language in the proposal), as Thalle now argues it intended, there would still be a mathematical discrepancy. Four excavators operating at Thalle’s proposed individual rate would result in a

total rate of 1,504 CY per hour. Thalle now e xplains that it arrived at 1,128 CY per hour by applying a 75% productivity rate to account for downtime. Pl.’s Mem. at 30. This explanation, however, is not contained anywhere in Thalle’s proposal, and the Corps is not obligated to make assumptions regard ing Thalle’s intentions with respect to its proposed equipment spreads. See

AR 14

. Without a clear explanation, it was reasonable for the Corps to assess a significant weakness to Thalle’s proposal because Thalle’s proposed means and methods for completing the project did not provide the Corps with confidence in its ability to successfully complete the project on schedule. See AR 16.

6 The government explains that the Corps “made a typographical error here, using 346 instead of 376 .” Def.’s Reply at 13 n.4, ECF No. 28. This apparent administrative error is not pertinent to Thalle’s challenge.

7 The Court denotes that “*” stands for mul tiplication.9 3. The Corps’ assessment of a significant weakness because Thalle’s proposal failed to discuss applying for and obtaining the ne cessary permits

was not arbitrary or capricious

.

The Corps assessed a significant weakness to Thalle’s proposal because “ [Thalle] discusses following NPDES & FDEP permits . . . however [it] does not discuss applying for or obtaining the necessary permits.” 8 AR 2164. T he S olicitation required offerors to “[p]rovide a detailed description of the proposed plan to manage surface and groundwater within the limits of construction.” AR 15. Under the permits portion of the S olicitation, of ferors were specifically required to “[o]btain NPDES Stormwater Construction Generic Permit to provide coverage

under [ NPDES ] .” AR 733. Thalle argues that the assessment of this significant weakness was arbitrary because the Corps unequally treated its pro posal and employed unstated evaluation
criteria. Pl.’s Mem. at 22

- 23, 28.

Thalle argues that the Corps treated its proposal unequally because P&J was assessed a significant strength and Thalle was assessed a significant weakness for what amounts to the s ame

propos al content regarding permits

. Pl.’s Mem. at 22

- 23. The Corps assessed a significant strength to P&J’s proposal because it stated that P&J would apply for the necessary permit upon Notice to Proceed (“NTP”) . AR 1067 (“ Upon NTP, P&J plans on immediately applying for a water use individual permit to deal with large rain events and dewatering efforts .”); AR 2155. On the other hand, Thalle’s proposal received a significant weakness because it stated only that it

would comply with the approved per mits

. See AR 1305 (“ During construction, Thalle will follow the approved NPDES and FDEP permits to ensure compliance, as well as be active in monitoring site conditions daily to maintain production goal .”); AR 2164. Thalle argues that its proposed permitti ng approach is substantively indistinguishable from P&J’s proposed approach.

See Pl.’s Mem. at 22

- 23.

However, a comparison of Thalle’s and P&J’s respective proposals does not show unequal treatment by the Corps. As part of its approach for managing surfa ce and groundwater, P&J’s proposal explicitly addressed the need to acquire “ a w ater use individual permit to deal with large rain events and dewatering efforts .” AR 1067. Further, P&J’s proposal stated that it

would apply for the necessary permit immediat ely “upon notice that P&J is the successful

proposer .” AR 1048 (“ We will proceed with this work at our own risk until a formal NTP is

received .”). P&J explain ed that it has “ used this proactive approach in other successful projects enabling us to start pre parations early .” Id

. P&J’s more detailed description of when it will obtain the permits is distinguishable from Thalle’s proposal, which merely stated that it would comply with the permits and did not clearly acknowledge the need to apply for permits or s tate
when Thalle would undertake such an application process. See Intuitive R sch. & Tech

. Corp

. v. United States , 157 Fed. Cl. 1, 7 (2021)

. Based on these differences , the Corps acted reasonably

when it assessed a significant weakness to Thalle ’s proposal and a significant strength to P&J ’s proposal

.

8 “NPDES” is short for the National Pollution Discharge Elimination System. See AR 732. The NPDES “is designed to prevent harmful discharges into the Nation’s waters” and generally “requires dischargers to obtain permits that place limits on the type and quantity of pollutants that can be released into the Nation’s waters.” Chesapeake Bay Found., Inc. v. Severstal Sparrows Point, LLC , 794 F. Supp. 2d 602, 608 (D. Md. 2011) (internal citations & quotations omitted). “FDEP” refers to the Florid a Department of Environmental Protection.10

Additionally , the Corps did not employ unstated evaluation criteri a when it assessed a significant

weakness to Thalle ’s proposal for its failure to include a “ specific narrative describing the application for the[] permits .” Pl.’s Mem. at 28. The S olicitation specifically required that offerors provide a detailed description of their plan to manage surface and groundwater

. AR 15. An explanation of how and when the necessary permits would be applied for and obtained is intrinsic in the Solicitation requirement to provide a detailed description of the proposed plan for managing surface and groundwater. See Banknote Corp

. , 56 F ed. Cl. at 387 (“[I]t is well

- settled that a solicitation need not identify each element to be considered by the agency during the course of the evaluation where such element is intrinsic to the stated factors.”) (quotations omitted). The Corps determined the lack of detail regarding permitting requirements in Thalle’s proposal created increased risk to contract performance

. See AR 2164

- 65. T he Corps did not use a significantly different basis for evaluating Thalle’s proposal than what was stated in the

S olicitation. Based on th e record , Thalle’s unstated evaluation criteria argument amounts to a mere disagreement with the Corps’ proposal eval uation results

. See Avtel Servs., Inc. v. United

States , 70 Fed. Cl. 173, 218 (2006) (“[A] protestor’s mere disagreement with the agency’s evaluation determination does not provide a basis for sustaining the protest.” ) (quotations

omitted )

.

4. The Corps’ as sessment of two significant weaknesses because Thalle’s

proposal included establishment of an on

- site laboratory and did not

account for the on

- site laboratory in its construction schedule was arbitrary and capricious.

Thalle’s proposal was assessed two significant weaknesses stemming from its proposed

use of an o n

- site laboratory

. See AR 2165

- 66. The Solicitation required that an offeror’s proposed Technical Approach Plan “[p]rovide a detailed explanation of how the offeror wil l ensure quality control, including a description of proposed quality control measures.” AR 15.

The S olicitation permitted offerors “to procure the services of a Corps of Engineers’ approved testing laboratory or establish an approved testing laboratory at the project site.” AR 702. The purpose of the laboratory is to “perform specified or required tests to verify that control measures are adequate.” Id . An on

- site laboratory must meet certain inspection validation requirements.

See AR 702

- 03. Additionally, an offeror cannot begin work that requires testing until the
offeror’s on

- site lab has been “inspected, Corps validated [,] and approved by the Contracting
Officer.” AR 791.

In its evaluation of Thalle’s proposal, the Corps acknowledged that “[t]he contra ct allows an option to utilize an off

- site laboratory or establish an on

- site laboratory” but then assess ed a significant weakness for Thalle’s proposed use of an on

- site laboratory because “[t]he laboratory testing required for the project does not readil y justify such efforts and no explanation as to why the offeror’s would risk schedule and expend additional resources and time to warrant

establishment of an on

- site laboratory is present within the proposal.” AR 2165. T he Corps

assessed a related weakness because Thalle’s construction schedule “ does not consider the

establishment of an on

- site

. . . laboratory .” AR 2165. Thalle argues that the Corps’ assessment of these significant weaknesses constituted unequal treatment because the Corps did not assess similar weaknesses to P&J’s proposed use of an on

- site laboratory . Pl.’s Mem. at 21

- 22.11

Thalle’s proposal stated that a “ qua lified testing firm will be selected to install and
maintain the contractor’s on

- site testing laboratory, ACI Certified Lab Testing and ACI Certified

Field

- Testing Technicians .” AR 1310. P&J’s proposal stated that a “USACE Validated

Construction materials testing lab will be used on

- site , during construction for materials testing services as required in the contract documents.” AR 1069

- 70. The government argues that “[P&J’s] laboratory plan is distinguishable from Thalle’s because [P&J] will use a pre

- appro ved

lab while Thalle will ‘install’ a new lab that will require validation .” Def.’s Reply at 2 (emphasis in original). However, the government’s argument is not supported by the contents of P&J’s proposal

. Nowhere in P&J’s proposal does it state that the o n

- site laboratory proposed by P&J is

pre

- validated . It’s proposal simply states that it will use a “Validated Construction materials testing laboratory

. ” See AR 1069. Based on this record, P&J’s proposed onsite laboratory will

need to be installed onsite a nd validated by the Corps in accordance with the validation requirements set forth in the Solicitation. See AR 791. This is not substantively distinguishable from Thalle’s proposed installation and maintenance of an onsite laboratory , which will be subject to the same validation requirements contained in the Solicitation. Th erefore, the Corps treated Thalle’s proposal unequally when it assessed a significant weakness against Thalle’s proposal and did not assess the same weakness to P& J’s proposal

. I f the Corps determined that

establishment of an on

- site laboratory was unwarranted for this project, resulted in unnecessary schedule risk, and thus warranted assessment of a significant weakness, the Corps should have applied this determina tion equally to both Thalle’s and P&J’s respective proposals. 9

The Court also finds that the Corps unequally treated Thalle’s proposal when it assessed a significant weakness to Thalle’s proposal because its “schedule does not consider the

establishment of an on

- site [Quality Control] and [Quality Assurance] laboratory.” AR 2165. The Solicitation required that “[a]ll work items listed in the Technical Approach Plan should be included in the Construction Schedule and the timeframes given for work items in the Construction Schedule.” AR 16. It also stated that any conflicts between the technical approach and construction schedule may be noted as a weakness. Id . The issue here, however, is that
neither Thalle’s

, nor P&J’s

, construction schedule s list the est ablishment of an on

- site laboratory, so both technical approaches contain inconsistencies with the respective construction schedules.

See AR 1076

- 93

, 1321. P&J argues that set up of an on

- site lab was “accounted for in P&J’s schedule in . . . Contractor Quality Control (CQC) plan, Environmental Protection Plan, and Mobilize & Set up Office Trailers.” Def.

- Intervenor ’s Mot

. for J. on the Admin. R. at 27 (citing AR 1076, 1078). , ECF No. 25 Howeve r, the record does not support P&J’s assertion. P&J’s

schedule does not contain a line item for establishment of an on

- site laboratory, nor does it make

clear that the broader schedule line items for quality control include the necessary time for

establish ment of the on

- site laboratory

. See generally AR 1076

- 93. Based on the record before the Corps , the Court does not find a rational basis for the Corps’ assessment of a significant

9 Thalle also argues that the Corps employed unstated evaluation criteria because “[n]othing in the [S]olicitation required, or even suggested, that Thalle needed to justify its use of an on

- site lab ” or “to justif y the schedule and cost components of using an on

- site lab [.]” Pl.’s Mem. at 27; Pl.’s Reply at 7, ECF No. 26. The Court does not address this argument because the Court finds that the Corps’ assessment of a significant weakness for Thalle’s proposed use

o f an on

- site laboratory was based on unequal treatment.12

weakness to Thalle’s proposal for this schedule deficiency without a corresp onding significant weakness to P&J’s proposal. 10

5. The Corps’ assessment of a weakness because Thalle’s proposal contained larger muck estimates than expected under the Solicitation was not arbitrary or capricious.

The Corps assessed a weakness to Thalle’s proposal because it “estimates muck to be

4830 CY per acre, which equates to a 3 ft thick layer of muck, which is thicker than the expectation set by the contract (0.6” to 2 ft thick) and provides no basis for the assumption within the proposal (i.e., local experience) .” AR 2165. T he Solicitation requires that offerors “[p]rovide typical production rates for all listed equipment planned to be utilized to . . . excavate . . . material.” AR 15. Thalle states in its pr oposal that “[b]y utilizing a combination of two D8

dozers and two 14 blades to push and [withdraw] the material, and two 349 excavator[s ] to load

40 ton haul trucks on each canal, Thalle expects to maintain 530 CY per hour during demucking and grubbing op erations” and “[w]ith an estimated 360 Acres to clear and demuck, this is an average of 4,838 CY per AC.” AR 1297. The Corp s determined that Thalle’s planned production

rate s exceeded the expected muck thickness and that the lack of an explanation relating planned production rates to expected project conditions demonstrated that Thalle was unfamiliar with the project specifications. See AR 2165.

Thalle challenges this weakness as arbitrary stating that “[w]hether the volume of muck is greater than what the Corps estimated . . . [has] no impact on Thalle’s schedule, cost to the government, or risk of performance, since Thalle is prepared to move signific antly more muck than set forth in the Solicitation.” Pl.’s Mem. at 24. Thalle also alleges unequal treatment because the Corps assessed P&J’s proposal with a strength on the basis that P&J “anticipates and has a plan for dealing with deeper muck & marl pockets that are not obvious on boring logs present within the Geotechnical Data Report.” Pl.’s Mem. a t 24

- 25; AR 2156.

T he Court finds that the Corps had a reasonable basis to question Thalle’s understanding of the project conditions and assess a weakness to Thalle’s proposal due to its lack of detail. See AR 14 (“Clear identification of proposal detail s shall be the sole responsibility of the offeror [.] ”);

see also Harmonia Holdings Grp. , LLC v. United States , 152 Fed. Cl. 97, 107 (2021) (finding a

weakness for a c ontractor emphasizing work that is not important to the solicitated project could
present a risk because it can show the contractor does no t understand the work). Thalle’s proposal for excavating and handling muck is distinguishable from P&J’s proposal. AR 2156. P&J’s proposal explicitly addresses the expected project conditions by stating that “[m]uck thickness for most of the project varies between 6 to 18 inches across the site” and “[d]eeper pockets of muck of up to 4 feet in thickness have been identified.” AR 1052. P&J’s proposal further explains that “[o]n similar projects, P&J has encoun tered various depressions and voids

10 The Corps assessed a weakness to Thalle’s proposal for its “over

- simplified” schedule and did not assess a corresponding weakness to P&J’s proposal. See AR 2166. For the reasons discussed below, th e Court determined that this was reasonable because P&J’s schedule is significantly more detailed than Thalle’s schedule. Compare AR

1076

- 93 (P&J’s Schedule) with AR 1321 (Thalle’s S chedule). However, this does not affect the Court’s conclusion with respect to how the Corps treated the offerors’ respective schedules with regarding the use of an on

- site laboratory

.13

within the cap rock where excessive muck and marl collects. These pits can prove to be difficult, however our experience has prepared our crews to efficiently mitigate these deposits with the following approach.” AR 1052 . This level of detail does not appear in Thalle’s proposal. See AR

1297. Therefore, w hile the Corps assessed a weakness to Thalle’s proposal for its lack of detail around its planned production rates, the Corps assessed a strength to P&J’s proposal becaus e of P&J’s detailed plan. See AR 1051

- 52 (P&J’s proposed muck handling plan). Thus, the Corps did not unequally treat Thalle’s proposal, and it had a reasonable basis to conclude that P&J’s more detailed plan for excavating and handling muck “[i] nstills confidence that the offeror has a clear understanding of the site conditions and reduces the projects risk to differing site condition (DSC) claims.” AR 2156 ; see Office Design Grp. , 951 F.3d at 1372

- 73.

6. The Corps’ assessment of a weakness for Th alle ’s fail ure to provide sufficient detail on how it would overcome potential obstacles was arbitrary and capricious

.

The Corps assessed a weakness to Thalle’s proposal because the potential obstacles to construction that Thalle listed in its proposal di d “not provide sufficient detail to instill confidence” in Thalle’s ability “to overcome the obstacles in the anticipated construction environment.” AR 2165. The Solicitation required that offerors “[i]dentify possible obstacles to construction operations and how the offeror will overcome these obstacles.” AR 15. Thalle
identified two obstacles: “ Extreme or Unusual Adverse Weather ” and “ Environmental

obstacles

. ” AR 1312. Thalle also proposed plans to overcome these identified obstacles. See id

. In its evaluation, the Corps acknowledged the two obstacles identified by Thalle but determined that Thalle’s proposal was lacking sufficient detail on its ability “to overcome the obstacles in the anticipated construction environment.” AR 2165. Thalle ch allenges this weakness arguing that it is based on unstated evaluation criteria because “the Solicitation did not require offerors to identify any specific potential obstacles to construction.” Pl.’s Mem. at 30.

The Court finds that

, while the Corps did not employ unstated evaluation criteria, its

evaluation does not contain a rational basis for its assessment of a weakness to Thalle’s proposal. The Corps assessed Thalle’s proposal against the explicit S olicitation requirement to identify obstacles and pr ovide a mitigation plan and therefore did not apply a significantly different basis in evaluating Thalle’s proposal than was disclosed in the Solicitation . However, the Corps ’ evaluation provides no basis for the assessment of a weakness aside from the con clusory

statement that Thalle’s list of potential obstacles “does not instill confidence” in Thalle’s ability to overcome the “obstacles in the anticipated construction environment.” AR 2165. This merely

restates the evaluation method set forth in the Soli citation without any explanation regarding the
basis for the weakness. AR 14. For instance, i t is unclear from the Corps’ evaluation whether the Corps assessed the weakness because Thalle’s mitigation plans for the identified obstacles lacked

detail or bec ause Thalle failed to identify other potential obstacles in the anticipated construction

environment. Accordingly , the Corps has not provided a satisfactory explanation for assessing

this weakness. See State Farm

, 463 U.S. at 43 (“[T]he agency must examine the relevant data and articulate a satisfactory explanation for its action including a rational connection between the

facts found and the choice made

. ” ) (quotation s omitted).14 7. The Corps’ assessment of a weakness because Thalle’s “ staggered approach ” was arbitrary and capricious.

Thalle ’s proposal was assessed a weakness because the Corps determined that it
“contains conflicting information ” in the proposed schedule narrative and construction schedule.

AR 2165. A ccording to the Corps, the “ Construction Schedule Activity Timeframe narrative states using a s taggered approach to the Seepage and I/O Canals for Blasting and excavation, [and] the schedule has them starting at the same time [.] ” AR 2165. Thalle argues that the Corps arbitrarily assessed this weakness because its proposal does not contain conflicting information, and the Corps “failed to give Thalle credit for information in its p roposal that clearly met the requirements [

. ] ” Pl.’s Mem. at 31.

The Solicitation required that offerors “[p]rovide [the] basis for timeframes for required work items proposed in . . . [the] Construction Schedule, including all assumed contingencies (i.e. adverse weather, mechanical shut

- down, environmental issues, additional permits [,] etc.).” AR 15. The Solicitation also stated that “[a]ny conflicts between Element 1 [Technical Approach Plan] and Element 2 [Construction Schedule ] may be noted as a weaknes s.” AR 16.

Contrary to the Corps’ explanation

, t he Court finds that the narrative in Thalle’s technical approach plan does not conflict with its proposed construction schedule. Thalle’s construction schedule narrative clearly states that “ [b] lasting and e xcavation will run concurrent with both canals.” AR 1313 (emphasis added). This is also reflected in Thalle’s construction schedule, which shows that blasting and excavation start and stop on the same day for each canal. See AR

1321. For both the I/O canal and seepage canal, Thalle explained in its narrative that “ blasting is expected to take 150 days to complete, while the excavation and haul will take 380 days .” Id

. Thalle further explained for both canals that by “ [u]sing a staggered approach, a total of 400 days is expected .” Id

. The reference to “ staggered approach ” clearly refers to the staggering of blasting and hauling on each canal, rather than between canals. The Corps’ evaluation ignores that Thalle’s proposal calls for concurrent blasting and excavating of the I/O and seepage canals

and that this concurrent activity is also consistent with Thalle’s proposed construc tion schedule. Therefore, the Corps assessment of a weakness because of conflicting information in Thalle’s proposal is not supported by the record. See Ala. Aircraft Indus.

, 586 F.3d at 1375 ( highlighting

an a gency ’s action is arbitrary and capricious whe n the agency “offer [s] an explanation for its decision that runs counter to the evidence before the agency”) (quotation marks omitted) (quoting State Farm

, 463 U.S. at 43).

8. The Corps’ assessment of a weakness for the lack of detail in Thalle’s

constructi on schedule was not arbitrary or capricious.

Thalle received a weakness because the Corps determined that its proposed construction schedule was “oversimplified and lack [ ed ] appropriate detail to track milestones .” AR 2166. The

Solicitation requires that offerors provide a schedule of construction “showing the start and completion dates, interdependence, and other relative scheduling factors for all of the items of work listed in the [Technical Approach Plan].” AR 16. The Solicitation list s t welve activities that

the schedule must contain. Id

. Thalle argues that the Corps applied unstated evaluation criteria15

because “the [S] olicitation required only that a proposed schedule show [] the start and finish dates and schedule logic” for the minimum schedule requirements contained in the Solicitation. Pl.’s Mem. at 27; AR 16. Thalle argues that it met this requirement and, therefore, should not
have been assessed a weakness. Pl.’s Mem. at 28.

The Court is not persuaded by Thalle’s argument that the Corps employed unstated

evaluation criteri a in assessing this weakness. The Corps assessed a weakness because Thalle’s schedule, while otherwise meeting the minimum schedule requirements, lacked sufficient detail for the Corps to track milestones . AR 2166. The Solicitation stated that the evaluation method for the construction schedule would assess “the degree to which the offeror’s proposal meets the requirements of the S oli citation as well as the feasibility of the proposed approach.” AR 16. It further explained that the list of activities was provided as an example and “is not the only corroboration that will be made between the Technical Approach Plan and Construction

Sche dule.” Id

. Accordingly, a construction schedule that meets or moderately exceeds the example requirements does not preclude the assignment of a weakness, and the Corps may reasonably determine the degree to which the proposed schedule supports the feasibil ity of the proposed approach. See Lockheed Missiles & Space Co., Inc. v. Bentsen , 4 F.3d 955, 959 (Fed. Cir. 1993) (“ [A] gencies are entrusted with a good deal of discretion in determining which bid is the most advantageous to the [g] overnment.”) (quotation s omitted). The offeror “carries the burden of presenting an adequately written proposal, and an offeror's mere disagreement with the agency's judgment concerning the adequacy of the proposal is not sufficient to establish that the agency acted unreasonabl y.” Westech Int ’l ., Inc. v. United States , 79 Fed. Cl. 272, 296 (2007) (quotations omitted). Thalle’s proposed schedule consisted of one page, and based on the Corps evaluation, its level of detail did not allow the Corps to track the milestones . AR 1321. The Court cannot fault the Corps for assessing a weakness to Thalle’s construction schedule based on the Solicitation requirements and evaluation method.

9. The Corps’ assessment of a weakness because Thalle included only one crusher, screener, and loader in its planned equipment was not arbitrary or capricious

.

The Corps assessed a weakness to Thalle’s and P&J’s respective proposals because each “proposed only [a] single crusher, screener, and loader as planned equipment.” AR 2165, 2156.

Thalle a rgues that “the Corps offset the weakness in P&J’s proposal . . . because elsewhere P&J

indicated that it would use more than one crusher ” and “the Corps did not afford Thalle the same attention even though Thalle’s proposal also explained it would use a s econd crusher .” Pl.’s Reply at 14.

The Court is not persuaded by Thalle’s argument. Both Thalle ’s and P&J ’s proposed equipment lists include only one crusher, screener, and loader

. See AR 1045

- 46

, 1296

- 97. The Corps viewed this as a risk and thus assessed a weakness to both Thalle’s and P&J’s proposals.

AR 2156

, 2165 . Though both offeror’s equipment list s include d only one crusher , both proposals

contain ed references to the potential use of more than one crusher

. See AR 1064 (P&J states that it “would anticipate using two more of these mobile crushers for this project.”); AR 1299 (Thalle
states that “a second crusher will be utilized depending on availability.”). On this basis, the Corps assessed a strength to P&J’s p roposal because P&J “noted the use of multiple mobile16

crushers for this project, though only one was included in the list of equipment.” AR 2156. The Corps also separately assessed a strength to Thalle’s proposal on the basis that it “noted it would

. . . bring additional equipment to the project to maintain production.” AR 2164. The Court finds

that Thalle and P&J were not treated unequally because both offerors received the same treatment for the same weakness, both proposals contained a similar inconsist ency, and both received a similar corresponding strength that arguably offset the respective weakness.

10. The Corps’ assessment of a weakness because Thalle’s proposal failed to

address the need to shift resources between canals was not arbitrary or caprici ous.

The Corps assessed a weakness to Thalle’s proposal because Thalle “does not acknowledge the need to shift resources between canals due to their disproportional quantity of excavation per 530 [linear foot (“ LF” )].” AR 2165. Thalle argues that this weakness was arbitrary because the Solicitation did not include a requirement to shift resources between canals and that its “proposal clearly explained how it would maintain an excavation rate of 530 [Linear Feet] per week on each canal” and “did not require the shifting [of] resources between canals ” to complete the project on schedule. Pl.’s Mem. at 30.

The Court is not persuaded by Thalle’s argument. The Solicitation requires that offerors provide production rates for equipment plann ed to be utilized to excavate the canals. AR 15. The evaluation method assesses the degree to which the offeror’s proposal meets the Solicitation requirements, as well as the feasibility of the proposed approach. AR 16. The feasibility of the proposed appr oach will measure how well the proposed means and methods provide the

g overnment with confidence of successful project completion within the contract schedule. Id

.

Thalle’s proposed approach involves b lasting and excavating both canals concurrently using two equipment spreads per canal . AR 1297

, 1313. The construction drawings contained in the Solicitation provide that the canals have differing quantities of material requiring excavation.

AR 980

- 82. Based on Thalle’s proposed concurrent approach and the d iffering requirements between canals, it was reasonable for the Corps to conclude that Thalle may need to shift

resources between canals to complete the project on schedule since the canal with the greater quantity of material may require more resources than the canal with lesser material. Because

Thalle ’s proposal failed to address this apparent risk in its approach, the Corps had a rational basis for assessing a weakness because the method for bla sting and excavating the canals

described in Thalle’s proposal did not provide the Corps with confidence that Thalle would successfully complete the project in a timely manner. See AR 16

.

11. The Corps’ assessment of a weakness because Thalle’s proposed da ily production rate was unclear was not arbitrary or capricious.

T he Corps also assessed a weakness against Thalle’s proposal because Thalle’s planned production rate “ assumes anticipated hourly production can be maintained for 10 hours a day .”

AR 2165. T he planned production rate in Thalle’s proposal provided “ 1,128 CY per hour, or 11,280 CY per shift. ” AR 1297. Thalle’s proposal then explained that “[t] his production rate provides for enough float in the schedule to account for downtime, weather, equipment17

maintenance, or environmental stoppages but not exceed the 530 feet per week allowed.” Id

. The Corps derived the “ 10 hours a day ” by dividing Thalle’s proposed “per shift” production rate of 11,280 CY by its proposed “per hour” rate of 1,128 CY

. See AR 1297, 2165. The Corp s apparently viewed this production rate as a weakness because it does not account for inevitable

downtime

. Thalle challenges this conclusion by the Corps as arbitrary because it alleges that the Corps “ignore[ed] clearly present ed information. ” Pl.’s Mem. at 29

. In its briefing, Thalle explains that it accounted for downtime because “ [a]s with the hourly production rate, this represented only 75% productivity to account for the inevitable delays that accompany every construction project

. ” Id

. at 30. Thalle further elaborates that “ [i] f Thalle had proposed 10 hours of full productivity per day, it would have proposed to haul 15,040 CY per day .” Id

.

For the same reason discussed above with respect to Thalle’s proposed equipment spreads

, s ee supra Section III.A.2, the Court finds that Thalle’s propos ed daily production rate is not clear, and the Corps was reasonable to assess this weakness. Thalle does not indicate anywhere in its proposal that its planned production rat e s represent only 75% of its maximum production rate. Without this necessary clarifying information, i t was not unreasonable for the Corps to interpret Thalle’s proposal as proposing its maximum production rate and conclude that

such rate did not provide enough float in the schedule to account for downtime

. See AR 14 (“The [g] overnment will not make assumptions concerning intent [and] capabilities . .

. ” ); see also Structural Assocs., Inc./Comfort Sys. USA (Syracuse) Joint Venture v. United States

, 89 Fed. Cl. 735, 744 (2009) (“An offeror has the responsibility to submit a well

- written proposal with adequately detailed information that allows for a meaningful review by the procuring agency.”) (quoting CACI Techs., Inc. , B

- 296946, 2005 CPD ¶ 198 at 5 (Comp. Gen. Oct. 27, 2005) )

.

12. The Corps’ failure to assess a strength to Thalle’s proposal for its use of

GPS was arbitrary and capricious

.

Thalle argues that the Corps unequally treated its proposal by assigning three strengths to P&J’s proposal for proposal elements that Thalle alleges are substantively indistinguishable from its proposal. Pl.’s Mem. at 23

- 24, 26

. First, P&J’s proposal was assessed a strength because it “provide d significant detail along with means and methods for the blast plan sequence ” which

“ included graphics of the blast pattern along with estimated weight of explosives needed per

drilled hole .” AR 2156. Thalle claims that its proposed blasting plan “included information and graphics nearly identical [to] those the Corps praised in P&J’s proposal” and thus Thalle should have likewise been assessed a strength. Pl.’s Mem. at 23. While the government concedes that
Thalle’s blasting diagram, AR 1302

- 04, is “very similar” to P&J’s blasting plan , AR 1108

- 10, the government argues that the similarities end there. Def. ’s Mot. for J. on the Admin. R. at 12

, ECF No. 24 . The government explains that P&J’s blasting plan prov ides more detail, including the type of explosive, detonation device, monitoring equipment, and procedures for inclement

weather

. Id

. ; AR 1065

- 66 ; see also AR 1056

- 57, 1059

- 60. T he Court agrees with the government that Thalle’s and P&J’s proposed blasting plans are not substantively indistinguishable. Thalle’s plan consists of only a single page, and, while it may contain identical features to P&J’s plan, it lacks the same level of detail. The Corps was not arbitrary in crediting P&J’s plan with a strength

for its overall more detailed plan and electing to not assign a strength to Thalle’s plan. See Office Design, 951 F.3d at 1372

- 73; Intuitive Rsch. , 157 Fed. Cl. at 7.18

Second , the Corps assessed a strength to P&J’s proposal because P&J “ maintains an in

house equipment service center in Florida (~200 mi from project site) .” AR 2155. Thalle argues unequal treatment on the grounds that it “proposed to staff mechanics and lube men on

- site [] yet received no recognition from the Corps.” Pl.’s Mem. at 26; AR 1296 ( Thalle’s proposal stating

that “ Thalle owns and operates a large fleet of equipment with the necessary support staff of mechanics and lube men to keep equipment moving throughout the project .”). These proposal features, h owever, are not substantivel y indistinguishable. An in

- house equipment service center, even if located away from the project site

, is not the same as a staff of mechanics and lube men

. Therefore, the Corps rationally assess ed a strength to P&J’s proposal for its maintenance facility while not similarly recognizing Thalle’s maintenance support staff

. See Office Design

, 951 F.3d

at 1372

- 73; Alpine Companies, Inc. v. Untied States , 156 Fed. Cl. 681, 689

- 90 (2021); Vantage Assocs., Inc. v. Un it ed States , 59 Fed. Cl. 1, 19 (2003) (“The wide discretion afforded contracting officer s extends to a broad range of procurement functions, including the determination of what constitutes an advantage over those proposals.”).

Third , the Corps assessed a strength to P&J’s proposal because P&J “indicates that all equipment will use GPS for excavation in the wet to ensure templates are met and within

tolerance .” AR 2156. Thalle claims that its proposal also indicates use of “ GPS

- enabled equipment, but the Corps ignored the benefit.” Pl.’s Mem. a t 26. T he Court agrees with Thalle that the Corps unequally treated Thalle’s proposal when it assigned a strength to P&J for the use of GPS for excavation and did not assign a strength to Thalle for its proposed use of GPS . P&J’s proposal references the us e of GPS in multiple places, but these references are largely redundant and boil down to P&J using GPS for excavation

. See, e.g.

, AR 1057 (“ A large hydraulic excavator equipped with GPS will begin excavation” and “a smaller excavator(s) also equipped

with GPS ”); AR 1060 (same quote); AR 1058 (“ The use of GPS is essential, as this excavation will be done in the wet.”); AR 1060 (same quote); AR 1072 (“Utilize GPS on excavators digging

canals ”). Thalle’s proposal also references the use of GPS for excavation

. AR 1311 (stating that

all work will be monitored using “GPS controls built into the earthmoving machines .”). While

the references to GPS are different in quantity and utilize different terminology, the proposed use

of GPS for excavation purposes to ensure quality control and compliance with contract requirements is substantively indistinguishable. Accordingly, if the Corps viewed the use o f GPS as a strength, it should have assessed a strength to Thalle ’s proposal similar to that assessed to

P&J ’s proposal

.

B. The Corps was not required to engage in clarifications or discussions

.

Thalle argues that the Corps was required to engage in clarifi cations and discussions to allow Thalle to fix the defects in its proposal. See Pl.’s Mem. at 32

- 34; Pl.’s Reply at 21

- 22. Clarifications are “limited exchanges” that the government may use to allow offerors “the opportunity to clarify certain aspects of t heir proposals . . . or to resolve minor or clerical

errors.” FAR 15.306(a) ( 1

- 2) . Clarifications may not be used to “ cure proposal deficiencies or material omissions, materially alter the technical or cost elements of the proposal, or otherwise

revise th e proposal.” Dell Fed. Sys., L.P. v. United States , 906 F.3d 982, 998 (Fed. Cir. 2018). The Contracting Officer has the discretion to decide whether to seek clarifications. Safeguard Base Operations , 989 F.3d at 1346

. A contracting officer abuses that discretion if they “should have discerned that the protester made an error rather than a deliberate decision.” Criterion Sys.,19

Inc. v. United States , 140 Fed. Cl. 29, 37 (2018) ( articulating that “the obviousness of the er ror is an important aspect of determining whether the [agency] acted reasonably by not seeking clarification”). Different from clarifications, discussions “are exchanges . . . between the [g] overnment and offerors, that are undertaken with the intent of al lowing the offeror to revise its proposal.” FAR 15.306(d). The decision to engage in discussions is also within the contracting
officer’s discretion. Chen e ga Healthcare Servs., LLC v. United States , 138 Fed Cl. 644, 654 (2018); see also Allied Tech. Grp., Inc. v. United States , 649 F.3d 1320, 1327

- 28 (Fed. Cir. 2011)

.

Thalle argues that the Corp s was required to seek clarifications before assessing a significant weakness because of its inclusion of the commitment letter s for two separate blasting

subcontr actors. Pl.’s Mem. at 33

- 34. The Court disagrees because Thalle’s inclusion of two blasting subcontractors in its proposal is not an obvious clerical error that would require the Corps to seek clarifications. Thalle submi tted letters of commitment for both F lorida Energy and

CD&B , which cause d confusion on which subcontractor w ould perform the blasting work

. AR

1288

- 90, 2165. This confusion was exacerbated because Thalle mention ed only F lorida Energy

in its proposed blasting plan yet it utiliz es only CD&B to demonstrate its blasting experience

. See AR 1301, 1349

- 57. This lack of clarity with respect to its blasting subcontractors appears to
result f rom a deliberate decision to use different blasting subcontractors to satisfy different proposal requirem ents , as opposed to a clerical error . Accordingly, the Corps did not act arbitrarily when it did not seek clarifications from Thalle

. Criterion Sys. , 140 Fed. Cl. at 37

.

Thalle also argues that clarifications were required with respect to the weaknesses assigned by the Corps for Thalle’s proposed equipment spreads and daily production rate

. Pl.’s

Mem. at 33

- 3 4. The Court disagrees because the weaknesses assessed against these two areas of Thalle’s proposal do not arise from obvious clerical errors and instead are based on a lack of clarity in Thalle’s proposed technical approach. Further, the record supports that the Corps

would have needed new information regarding Thalle’s proposed approach to effectively rem edy the lack of clarity

. For instance, i n order to remedy the lack of clarity around Thalle’s proposed equipment spreads, Thalle would need to insert the rationale that it offer s in its brief ing

, that

“ 1,128 CY per hour rate was 75% of this rate to account for inefficiencies, downtime, and other nonproductive time

. ” Pl.’s Mem. at 29

- 30. Similarly, Thalle would need to explain that its proposed daily production rate of 11,280 CY per shift is 75% of the maximum rate. Pl.’s Mem.

at 30. Clarifications are not to be used for supplementing a proposed technical approach with

new information. See PAE Aviation & Tech. Servs., LLC v. United States , 156 Fed. Cl. 454, 465 (2021). Accordingly , the Corps did not act arbitrarily when it did not seek clarification s from

Thalle about its proposed equipment spread s and daily production rate

. See Dell Fed. , 906 F.3d

at 998 ; s ee also Criterion Sys. , 140 Fed. Cl. at 37

.

With respect to discussions, t he Corps did not act arbitrarily or abuse its discretion by not
conduct ing discussions. T he contracting officer has discretion not to open discussions when the solicitation provides notice to offerors that the government intends to award without discussions

. See Chen e ga , 1 38 Fed. Cl. at 654 (“ [T] he overwhelming weight of authority indicates that a contracting officer's discretion to not open discussions generally trumps a protestor's argument that the agency should have opened discussions to rehabilitate unsatisfactory prop osals before making a best value contract award.”); Allied Tech. Grp

. , 649 F.3d at 1327

- 28 ; see also FAR20

15.306(a)(3) (“Award may be made without discussions if the [S] olicitation states that the [g] overnment intends to evaluate proposals and make award wi thout discussions.”). In this case,

t he Solicitation notified offerors that “[t]he [g] overnment intends to evaluate proposals and

award a contract without discussions ” so “the offeror’s initial proposal should contain the offeror’s best terms from a price and technical standpoint.” AR 14 (emphasis added).

Despite the well

- established discretion afforded to contracting officers to determine whether to open discussions

, Thalle, c iting DynCorp Int’l LLC v. United States , 76 Fed. Cl. 528, 540 (2007), argues t hat an agency’s decision to not engage in discussions is only reasonable after “an affirmative determination that discussions could not improve the protestor’s proposal enough to make its proposal competitive.” Pl.’s Reply at 21. Thalle claims that the Cor ps decision to not engage in discussions was unreasonable because the Corps did not affirmatively state in its

Source Selection Decision that discussions would not improve Thalle’s proposal enough to make

it awardable. See Pl.’s Reply at 21

– 22. This understanding of DynCorp is misplaced. Indeed, the

court in DynCorp acknowledge d an affirmative determination by the agency that discussions were unlikely to change the best value determ ination . H owever, the c ourt’s decision was based

o n deference afforded to the agency’s discretionary determination to not conduct discussions.

See DynCorp , 76 Fed. Cl. at 540 (“The court defers to the Air Force’s discretion whether or not

to hold discussio ns [thus] . . . [t]he Air Force’s decision not to hold discussions, even here where only two proposals were received, was within the discretion afforded a procuring agency.”). The Court is unaware of any binding precedent, and Thalle has not provided any, that require s an agency to make an affirmative determination that discussions would not improve a deficient proposal enough to make such proposal eligible for consideration for award, especially when, as in the present case, the agency informed the offeror s in the solicitation of its intention to make an

award without discussions. Accordingly, the Court defers to the Corps’ discretion to not open

discussions in this case.

C. Thalle was prejudiced by the Corps’ arbitrary and capricious evaluation of its propo sal

.

Having found that the Corps acted arbitrarily and cap ri ciously, the Court now considers

whether Thalle was prejudiced by the Corps’ errors. See Bannum , 404 F.3d at 1351 (stating that

once a c ourt finds that an agency acted arbitrarily, the c ourt “proceeds to determine, as a factual matter, if the bid protester was prejudiced by that conduct”). For Thalle to prevail, it “must show prejudicial error.” Glenn Def. Marine (A sia ), PTE, Ltd. v . Unite d States , 720 F.3d 901, 908 (Fed. Cir. 2013). There is no presumption of prejudice upon a showing that an agency acted irrationally. Sys. Stud. & Simulation, Inc. v. United States , 22 F.4th 994, 998 (Fed. Cir. 2021). To establish prejudice, Thalle must sho w that “but for the alleged error, there was a substantial chance that [it] would receive an award

— that it was within the zone of active consideration.” Allied Tech. Grp., Inc. v. United States , 649 F.3d 1320, 1326 (Fed. Cir. 2011) (quoting Statistica,

Inc . v. Christopher

, 102 F.3d 1577, 1581 (Fed. Cir. 1996) )

.

In this case, Thalle has demonstrated that it has been prejudiced by the Corps’ errors. In

sum
, the Corps ass essed Thalle’s proposal with five significant weakness es , seven weaknesses,

and six stre ngths

. AR 2164

- 66 . On this basis, the Corps assigned Thalle’s proposal a Technical Merit rating of “Marginal” because its “proposal contains nearly as many significant weaknesses21

as it does strengths” and because the “risk of unsuccessful performance is high.” AR 2189.

B ecause Thalle’s proposal was assigned a “Margi nal” rating, it was not considered for award, and the contract was awarded to P&J without conducting a trade

- off analysis. See AR 2193.

T he Court has now concluded that two of the significant weaknesses and two of the

weaknesses were assessed arbitrarily by the Corps

. See supra Section III.A. Additionally, the

Court has concluded that the Corps arbitrarily did not assess an additional strength to Thalle ’s proposal

. Id

. While a revised count of strengths and weakness es based on the Court’s findings

may not result in offset ting strengths and weaknesses , the Solicitation does not necessarily require a proposal to have offsetting strengths and weaknesses in order for it to be assigned a Technical Merit rating of “Acceptable .” See AR 17. The S olicitation defines an “Acceptable” proposal as one where the “[s]trengths and weaknesses are offsetting or will have little to no impact on contract performance .” Id

. (emphasis added)

. Therefore, it is possible for Thalle to be assigned a n improved technical merit rating of “Acceptable” based on a revised count of strengths and weaknesses and thus be considered for award

. With price being equal to all of the other evaluation factors combined and Thalle’s propos ed price being significantly less than

P&J ’s

, Thalle has a substantial chance of being determined to be the best

- value in a tradeoff analysis. While the Court finds that Thalle has met its burden of demonstrating prejudice, the
determination of whether Thalle’s re vised combination of strengths and weaknesses “ will have little to no impact on contract performance” is properly left to the Corps ’ discretion

. See FirstLine Transp. Sec., Inc. v. United States , 100 Fed. Cl. 359, 397 (2011) (stating that the assignment of technical ratings is a matter that is “within the broad discretion of the procuring agency”) (citing E.W. Bliss Co. v. United States , 77 F.3d 445, 449 (Fed. Cir. 1996 ) ).

D. Thalle is entitled to injunctive relief

.

The Tucker Act empowers the Court to “awa rd any relief that the court considers proper, including declaratory and injunctive relief.” 28 U.S.C. § 1491(b)(2). When determining whether to grant a permanent injunction, the Court must consider: (1) whether the protestor has succeeded on the merits; ( 2) whether the p rotestor will suffer irreparable harm without injunctive relief; (3) the balance of hardships to the respective parties; and (4) the public interest. Centech Grp. Inc. v. United States , 554 F.3d 1029, 1037 (Fed. Cir. 2009) (citing PGBA, LLC v. United

States , 389 F.3d 1219, 1228

- 29 (Fed. Cir. 2004)). Thalle has succeeded on the merits

, so the

Court must now consider whether Thalle will suffer irreparable harm, whether the balance of hardships favors granting the injunction, and whether the public interest is served by the injunction.

The Court finds that Thalle is entitled to injunctive relief because Thalle has succeeded on the merits of its claim and the remaining injunctive relief factors weigh in favor granting such

relief. See Contracting, Consulting, Eng'g LLC v. United States , 104 Fed. Cl. 334, 353 (2012) (“Although plaintiff's entitlement to injunctiv e relief depends on its succeeding on the merits, it is not determinative because the three equitable factors must be considered, as well.”) (citing

PGBA , 389 F.3d at 1228

- 29). First, Thalle will suffer irreparable harm without injunctive relief

because th ere is no adequate alternative remedy for its lost opportunity to fairly compete for the

contract. See Insight Sys. Corp. v. United States , 110 Fed. Cl. 564, 582 (2013) ( highlighting “[t]he relevant inquiry in weighing this factor is whether plaintiff has an adequate remedy in the22

absence of an injunction”) (alteration in original); Sys. Studies & Simulation, Inc. v. United

States , 146 Fed. Cl. 186, 203 (2019) (“The United States Court of Federal Claims has repeatedly held that a protester suffers irreparab le harm if it is deprived of the opportunity to compete fairly

for a contract

. ”) (citing cases). Second, the balance of hardships weighs in Thalle’s favor. Neither the government nor P&J allege how they will be harmed if Thalle is granted injunctive

relief . Additionally, even though an injunction would result in a delay to the Corps ’ project , only in exceptional circumstances would delay alone justify denial of injunctive relief. See Sys.

Studies , 146 Fed. Cl. at 203 ( stating “only in an exceptional case wo uld [delay] alone warrant a denial of injunctive relief, or the courts would never grant injunctive relief in bid protests”) (alterations in original). Finally, the public interest weighs in Thalle’s favor because “the public interest in honest, open, and fair competition in the procurement process is compromised whenever an agency abuses its discretion in evaluating a contractor's bid.” PGBA, LLC v. United

States , 57 Fed. Cl. 655, 663 (2003) ; see also Ernst & Young, LLP v. United States , 136 Fed. Cl. 475, 519 (2018). Since all four factors weigh in Thalle’s favor, Thalle is entitled to its requested injunctive relief.

IV. CONCLUSION

For the reasons stated above

, Plaintiff ’s motion for judgment on the administrative record

is GRANTED

. Both the Defe n dant and Defendant

- Intervenor’s respective cross

- motions are

DENIED

. Thalle is entitled to injunctive relief. Specifically, the Court ENJOINS the Corps from proceeding with perfo rmance of the contract awarded to P&J pursuant to the S olicitation

. The Court ORDERS the Corps to reevaluate the proposals in a manner that redresses the errors

identified in this O pinion. T he Clerk is DIRECTED to enter judgment accordingly.

Some information contained in this Opinion may be considered protected information subject to the Protective Order entered on December 8 , 2021. Accordingly, the Opinion is filed
UNDER SEAL . The parties SHALL CONFER and FILE on or before April 25 , 2022

, a j oint status report that: identifies the information, if any, that the parties contend should be redacted; explains the basis for each proposed redaction; and includes an attachment of the proposed redactions for this Opinion.

IT IS SO ORDERED.

s/ Thompson M. Dietz
THOMPSON M. DIETZ, Judge