QuickLinks
 -- Click here to rapidly navigate through this document
  



 
 

Exhibit 10.25    
    


 
  CONFIDENTIAL TREATMENT    
    


        Portions of this exhibit have been omitted pursuant to a request for confidential treatment filed with the Securities and Exchange Commission pursuant to Rule
24b-2 under the Securities Exchange Act of 1934. Such Portions are marked "[*]" in this document; they have been filed separately with the Commission. 



	

 	 	GLOBALSTAR, INC.

461 SO., MILPITAS BLVD,

MILPITAS, CA 95035	 	Tel: (408) 933-4000

Fax: (408) 933-4100

www.globalstar.com	 	 





21 December
2007

PJR1207-001 


Thales
Alenia Space France

100, Boulevard du midi—B.P. 99

06156 Cannes la Bocca Cedex

France 



	Attention:	 	[*]

Contract Manager
	

Subject:	
 	

Authorization To Proceed

GLOBALSTAR-2 Early Delivery

("Scenario 2 + 2bis")
	

Reference:	
 	

Thales Alenia Space Presentation entitled "Globalstar 2 Early Delivery" dated 5 September 2007, Reference 100208134J





Dear
[*], 


        This
Authorization To Proceed is issued pursuant to the Reference Presentation (the "Proposal") from Thales Alenia Space France
("Contractor") involving early delivery of the Globalstar Second Generation Satellites that are being manufactured by Contractor under the Contract No.
GINC-C-06-0300 (the "Contract") for the construction of the Globalstar Second Generation Satellite Constellation
("GLOBALSTAR-2"). 


        Globalstar, Inc.
("Globalstar") is interested in and wishes to proceed at this time with Scenario 2 + 2bis
(on-board software) for a total agreed price of EUR 2,230,000. In the interest of schedule pending formalization into a Contract Amendment, Globalstar hereby issues to Contractor this
Authorization to Proceed ("ATP") to commence a portion of the work consistent with the detail and understandings as set forth herein. 


        Upon
written acceptance of this ATP, Contractor is authorized to proceed as follows: 


	1)
	Scope of Work



        Contractor
shall proceed, during the effective period of this ATP, to: 



	(a)
	start
and implement all activities necessary to support the implementation of Scenario 2 + 2bis (on-board software) in the Proposal; and



	(b)
	prepare
and submit a written Scope of Work to Globalstar for Scenario 2 + 2bis (on-board software) to be incorporated into the formal Contract Amendment. 



1







 




	2)
	Amendment 4 to the Contract



        The
parties agree that this ATP is limited to the scope of work set forth in Section 1 and payments set forth in  Section 5. 



        It
is envisioned that the parties will execute a Contract Amendment within sixty (60) days of this ATP. Such Contract Amendment is planned to be Amendment 4 to the Contract. 


	3)
	Globalstar's Maximum Liability





        Globalstar's
maximum liability under this ATP is EUR 2,230,000 (the agreed to price for the activities defined in Section 1),
unless such amount is increased in a writing signed by Globalstar and Contractor. 


	4)
	Effectiveness



        This
ATP will become effective on the date that Contractor signs below ("EDC"). This ATP shall remain in effect until signature by the parties of Amendment 4 to the Contract. 


	5)
	Payments



        Globalstar
shall make Payment to Contractor under this ATP in accordance with the following Payment Plan. Contractor shall use the Payment to perform the work in accordance with the
Scope of Work set forth in Section 1. 



	Invoice Dates
 
	 	Payment Due Dates
	 	Payment Milestones
	 	Payment Amount (Euros)
	 
	EDC	 	11 January 2008	 	Down Payment	 	[*	]
	1 January 2008	 	1 February 2008	 	Calendar 1	 	[*	]
	1 April 2008	 	1 May 2008	 	Calendar 2	 	[*	]
	1 July 2008	 	1 August 2008	 	Calendar 3	 	[*	]
	1 October 2008	 	1 November 2008	 	Calendar 4	 	[*	]
	1 January 2009	 	1 February 2009	 	Calendar 5	 	[*	]






        In
the event Globalstar fails to pay any Payment Milestone hereunder upon the Payment Due Date referred to in Article 5 of this ATP, Contractor shall have the right to immediately
stop the Work under this ATP, without notice to Globalstar, notwithstanding any inconsistent provisions in Article 22 of the Contract. If Globalstar fails to pay any unpaid amount within thirty
(30) Days from the date Contractor has stopped the Work, Contractor shall be entitled, without notice to Globalstar, immediately to terminate this ATP. 


	6)
	Terms and Conditions



        This
ATP shall be interpreted, construed and governed, in all respects, according to the Contract. 


	7)
	Entire Agreement and Amendment



        This
ATP constitutes the entire understanding and agreement between the parties with respect to the subject matter hereof, and supersedes all prior or contemporaneous negotiations,
understandings and agreements with respect to the subject matter hereof, except for the MNDA. The terms of this ATP may be modified only by an agreement in writing signed by the parties. 


2







 

        Please
acknowledge your receipt and acceptance of this ATP by signing this letter and returning it to Globalstar. Globalstar appreciates your continued support of our requirements. 



	Sincerely,	 	 
	

GLOBALSTAR, INC.	
 	

 
	

/s/  ANTHONY J. NAVARRA      
	
 	

 
	By:	 	Anthony J. Navarra
	 	 
	Title:	 	President
	 	 
	Date:	 	21 December 2007
	 	 
	

THALES ALENIA SPACE FRANCE	
 	

 
	

/s/  OLIVIER BADARD      
	
 	

 
	By:	 	OLIVIER BADARD
	 	 
	Title:	 	SVP Sales and Marketing
	 	 
	Date:	 	8 January 2008
	 	 




3











QuickLinks



Exhibit 10.25


CONFIDENTIAL TREATMENT