EXHIBIT 10.7

[DEVON LOGO]
--------------------------------------------------------------------------------
                                                   Devon Energy Corporation
                                                   Devon Energy Tower
                                                   1200 Smith Street, Suite 3300
                                                   Houston, Texas 77002

Christopher N. Claeys
Senior Staf Land Representative
Direct Line:   (713) 286-5862
Fax:           (713) 286-5737
Email: chris.claeys@dvn.com

May 3, 2006                                       VIA FACSIMILE & CERTIFIED MAIL
                                                  ------------------------------

Ridgewood Energy Corporation
Attention: Randy Bennett
11700 Old Katy Road, Suite 280
Houston, Texas 77079

Re:     Participation Agreement dated September 15, 2005
        Mercury Prospect (OCS-G 3332 A-10 Well)
        Eugene Island Area,  South  Addition,  Block 337 (OCS-G 3332)
        Offshore, Louisiana

Gentlemen;

By letter dated October 13, 2005, and subsequent communications between
representatives of Ridgewood Energy Corporation ("Ridgewood") and Devon Energy
Production Company, L.P. ("Devon"), Ridgewood has been made aware and kept
apprised of the status and progress of Devon's efforts to recover from the major
scheduling disruptions caused by Hurricane Rita in September 2005 with respect
to the activities necessary to cause the drilling of the Eugene Island Area,
South Addition, Block 337 OCS-G 3332 A-10 well. This letter is written to update
Ridgewood on recent developments affecting the drilling schedule and costs, and
to seek Ridgewood's agreement to continue its participation in the drilling of
the OCS-G 3332 A-10 well covering the Mercury prospect.

As you know, the rig Devon intends to utilize for this drilling operation, the
Rowan Alaska, is currently on location at our mutual "Barber" prospect well in
Eugene Island Block 334. At present, Devon's drilling schedule plans call for
moving the Rowan Alaska to the Mercury location after drilling and completion
operations at the Barber and "Chopin" prospects Eugene Island 334 "D" platform
("El 334 "D") location are finalized. The repairs to the Eugene Island 337 "A"
platform ("El 337 "A") are progressing, and are anticipated to be completed in
time to proceed with the drilling of the Mercury prospect immediately after
conclusion of operations at El 334 "D". Devon's current schedule for El 337 "A"
repairs indicate that commencement of operations for the OCS-G 3332 A-10 well
should occur in the late July 2006 to early August 2006 timeframe, subject to
any additional delays, including but not limited to, weather, rig and equipment
availability, the well operations being conducted at the El 334 "D" location,
and repairs to El 337 "A".

By letter dated April 24, 2006 Devon advised Ridgewood that Devon deemed the
captioned Participation Agreement (the "Agreement") to have expired due to the
parties failure to mutually agree upon the terms of Ridgewood's continued
participation in the OCS-G 3332 A-10 well. Upon further conversation with
Ridgewood, and acknowledging both parties' continued desire to pursue drilling
the OCS-G 332 A-10 well, Devon hereby retracts and rescinds its April 24, 2006
letter. Ridgewood and Devon further agree and affirm that the Agreement has been
and is still in effect, having been extended and preserved by force majeure
events, specifically, post-hurricane delays caused by platform and equipment
damages, and the lack of available rigs, crews, materials and equipment to
conduct repairs and drilling operations, and each party reaffirms its respective
obligations as set forth in the Agreement.


<PAGE>

However, due to the changes in costs and scheduling subsequent to the execution
of the Agreement, Devon would prefer that the parties arrive at an agreed upon
continuance of our mutual contractual obligations. To this end, Devon is
enclosing for Ridgewood's information a copy of the recently updated Authority
for Expenditure (AFE) generated for the drilling and evaluation of the OCS-G
3332 A-10 well. As can be seen, the overall costs for this project have
escalated. The total estimated dry hole costs are now approximately
$21,221,300.00. Additionally, Devon wishes to advise Ridgewood that the drilling
contract for the Rowan Alaska will escalate from its current $160,000.00 per day
rate as reflected in the attached AFE, to $165,000.00 per day, effective
September 1, 2006 through December 1, 2006. After December 1, 2006 the Rowan
Alaska drilling contract is subject to further escalation at then current market
rates. The attached AFE represents the best estimate of the dry hole costs that
Ridgewood can reasonably expect to bear in the event Ridgewood elects to
continue to participate in the Mercury prospect. Therefore, Devon proposes that
Ridgewood and Devon agree upon the following:

     1.   The parties agree to honor the intent of the Agreement with respect to
          the promote limit, being an amount equal to 120% of the originally
          estimated OCS-G 3332 A-10 well dry hole costs of $11,957,000.00 per
          the AFE attached as Exhibit "B" to the Agreement, and agree to limit
          Ridgewood's promoted interest expenditures to 44% of $14,348,400.00
          (120% x $11,957,000.00 = $14,348,400.00) or a net $6,313,296.00 to
          Ridgewood, or upon reaching Contract Depth as defined in the
          Agreement, whichever event shall occur first.

     2.   Ridgewood agrees to bear its unpromoted 33% share of the total OCS-G
          3332 A-10 well costs above a gross cost of $14,348,400.00. Ridgewood
          also agrees to bear its proportionate share of any increase in the day
          rate for the Rowan Alaska that will occur on September 1, 2006 and
          December 1, 2006, should operations on the OCS-G 3332 A-10 well be in
          progress on and after said dates.

     3.   Except as herein amended, the Agreement shall remain in full force and
          effect as presently written.

While the revised estimated costs to drill the OCS-G 3332 A-10 well represent a
change to the overall project economics, Devon still views the prospect as a
viable drilling opportunity and recommends proceeding with the drilling of the
OCS-G 3332 A-10 well after mutually agreeing to extend the Contract Spud Date,
as defined in the Agreement, to on or before October 1, 2006. Devon recognizes
that Ridgewood may or may not agree with its assessment. Therefore, should
Ridgewood elect to not continue its participation in the Mercury prospect, Devon
recommends that the parties mutually agree to terminate the Agreement with no
further liability to either party, other than the continuing obligations
contained in Article 26 Confidential Data, of the Agreement.

Please indicate as to whether or not Ridgewood desires to continue to
participate in the Mercury prospect and agrees to extend the Agreement by
executing in the space provided for the appropriate option and returning one
original of this letter before 4:00 PM on Monday, May 8, 2006. Should Ridgewood
not respond to this letter by May 8, 2006, Devon shall deem that Ridgewood no
longer desires to participate in the Mercury prospect, and that Ridgewood agrees
that the Agreement has terminated and is of no further force or effect except
for the continuing obligations of Article 26.

Should you have any questions or wish to discuss this letter, please contact
Chris Claeys at (713) 286 5862.

Very truly yours,

Devon Energy Production Company, L.P.

/s/ Christopher N. Claeys
Christopher N. Claeys


Enclosure (FYI Only copy of revised DVN AFE No. 119917)


<PAGE>

Option No. 1
------------

Ridgewood Energy Corporation hereby agrees to the following:

     1)   The Agreement is in full force and effect between the parties hereto;
     2)   To bear its promoted interest share of the OCS-G 3332 A-10 well costs
          to a limit of 120% of $11,957,000.00 (being $14,348,400.00), or a net
          $6,313,296.00 to Ridgewood of the estimated dry hole costs for such
          well unless Contract Depth is achieved prior to a gross well cost of
          $14,348,400.00 has been expended, and thereafter bear 33% of total
          well costs.
     3)   The Contract Spud Date referenced in Article 2 of the Agreement is
          hereby amended from December 31, 2005 to on or about October 1, 2006.
     4)   Except as amended herein, the Agreement remains in full force and
          effect as presently written.

Agreed to and accepted this 4th day of May, 2006.

Ridgewood Energy Corporation



By: /s/ Randy Bennett
Name:   Randy Bennett
Title:  Land Manager



Option No. 2
------------

Ridgewood Energy Corporation hereby declares that it has no further desire to
participate in the Mercury prospect well (OCS-G 3332 A-10) and hereby mutually
agrees to terminate the Agreement with no further liability to either party
hereto, provided, however, that Article 26 of the Agreement shall continue in
effect. Ridgewood further agrees that it has no further claim, option, right or
obligation to participate in the drilling of, production from, revenues
generated by, or costs and expenses incurred for such well, whether said well is
drilled by Devon or any other party, either now or in the future.

Agreed to and accepted this _____ day of May, 2006.

Ridgewood Energy Corporation



By:   ___________________________
Name: ___________________________
Title:___________________________