TEC OLMOS, LLC and Terrace Energy Corporation f/k/a Terrace Resources, Inc., Appellants v. CONOCOPHILLIPS COMPANY, Appellee

NO. 01-16-00579-CV

Court of Appeals of Texas, Houston (1st Dist.).

Opinion issued May 31, 2018

Eric Grant, Jay Nelkin, John B. Thomas, HICKS THOMAS LLP, 700 Louisiana Street, Suite 2000, Houston, Texas 77002, for Appellants.

Darin Lee Brooks, John George, Jr., Meagan Glover, GRAY REED & MCGRAW, P.C., 1300 Post Oak Blvd., Suite 2000, Houston, Texas 77056-3000, for Appellee.

Panel consists of Chief Justice Radack and Justices Brown and Lloyd.

Sherry Radack, Chief Justice

This dispute arises in the context of the oil and gas industry. The parties entered into a drilling contract that contained a "force majeure" clause. When one of the parties failed to perform its contractual obligations by the contract deadline, it sought to invoke force majeure protections. Litigation followed, and the trial court held that the force majeure clause was inapplicable as a matter of law. This appeal requires us to construe the parties' force majeure provision.

**BACKGROUND**

TEC Olmos ["Olmos"] entered into a farmout agreement with ConocoPhillips Company ["ConocoPhillips"] to test-drill land leased by ConocoPhillips in search of oil and gas. The contract set a deadline to begin drilling and contained a liquidated damages clause that required Olmos to pay $500,000 if it failed to begin drilling by the specified deadline.

The contract also contained a force majeure clause that listed several events that would suspend the drilling deadline, followed by a "catch-all" provision for events beyond the reasonable control of the party affected. The force majeure clause provides:

> FORCE MAJEURE

> Should either Party be prevented or *hindered* from complying with any obligation created under this Agreement, other than the obligation to pay money, *by reason of* fire, flood, storm, act of God, governmental authority, labor disputes, war or *any* other *cause* not enumerated herein but which is *beyond the reasonable control of the Party whose performance is affected* , then the performance of any such obligation is suspended during the period of, and only to the extent of, such prevention or hindrance, provided the affected Party exercises all reasonable diligence to remove the cause of force majeure. The requirement that any force majeure be remedied with all reasonable diligence does not require the settlement of strikes, lockouts or other labor difficulties by the Party involved.

(Emphasis added.)

The contract provided for $500,000 in liquidated damages to ConocoPhillips if Olmos failed to timely commence drilling operations. Because the parties "acknowledge[d] that actual damages would be difficult to ascertain," they agreed that "the amount of [liquidated damages] is reasonable, and that [liquidated damages] are not intended to be a penalty." Olmos's parent *180company, Terrace Energy Company ["Terrace"], guaranteed Olmos's contractual obligations.

After the contract was executed, changes in the global supply and demand of oil caused the price of oil to drop significantly. The entity that Olmos intended to handle the financing for the ConocoPhillips drilling project backed out. Other sources of financing also became unavailable. Without financing for its project, Olmos informed ConocoPhillips that it was unable to meet the drilling deadline. Olmos attempted to invoke the force majeure clause to extend the drilling deadline.

ConocoPhillips disputed the applicability of the force majeure clause and sued both Olmos and Terrace [herein collectively, "Olmos" unless specified otherwise]. It sought a declaration that Olmos's claim did not constitute a valid force majeure event and that Terrace owed $500,000 in "maximum liquidated damages" under the "default" provision of the parties' agreement. ConocoPhillips also sought attorney's fees.

Olmos responded by asserting the affirmative defenses of force majeure and unenforceable penalty and bringing a counterclaim for repudiation.

ConocoPhillips moved for summary judgment, arguing that it established each element of its breach-of-contract claim as a matter of law and disproved Olmos's claims and affirmative defenses as a matter of law. It moved for attorney's fees under the contract and under Sections 37.009 and 38.001 of the Civil Practice and Remedies Code. *See* TEX. CIV. PRAC. & REM. CODE ANN. §§ 37.009 (West 2015) (allowing award of attorney's fees in declaratory-judgment actions); 38.001(8) (West 2015) (allowing award of attorney's fees in breach-of-contract actions). The trial court granted ConocoPhillips summary judgment, and Olmos appeals.

**PROPRIETY OF SUMMARY JUDGMENT**

In three issues on appeal, Olmos challenges the propriety of the trial court's ruling on ConocoPhillips's motion for summary judgment, contending as follows:

> 1. Under a correct understanding of the law, fact issues precluded summary judgment on Defendants' invocation of the Farmout Agreement's "Force Majeure" clause.

> 2. Fact issues also precluded summary judgment regarding whether the "Maximum Liquidated Damages" sought by ConocoPhillips constituted an unenforceable penalty.

> 3. ConocoPhillips is not entitled to attorneys' fees against [Olmos] as a matter of law.

**A. Standard of Review**

We review a trial court's ruling on a motion for summary judgment de novo. *Travelers Ins. Co. v. Joachim* , 315 S.W.3d 860, 862 (Tex. 2010). To prevail on a traditional summary judgment motion, the movant bears the burden of proving that no genuine issues of material fact exist and that it is entitled to judgment as a matter of law. TEX. R. CIV. P. 166a(c) ; *Mann Frankfort Stein & Lipp Advisors, Inc. v. Fielding* , 289 S.W.3d 844, 848 (Tex. 2009).

When a plaintiff moves for summary judgment on its cause of action, it must prove each element of that cause of action. *MMP, Ltd. v. Jones* , 710 S.W.2d 59, 60 (Tex. 1986) (per curiam); *Cleveland v. Taylor* , 397 S.W.3d 683, 696-97 (Tex. App.-Houston [1st Dist.] 2012, pet. denied). To defeat a plaintiff's motion for summary judgment with an affirmative defense, the defendant must bring forth evidence sufficient to raise a genuine issue of material fact on each element of its affirmative defense.

*181*Brownlee v. Brownlee* , 665 S.W.2d 111, 112 (Tex. 1984) ; *Anglo-Dutch Petrol. Int'l, Inc. v. Haskell* , 193 S.W.3d 87, 95 (Tex. App.-Houston [1st Dist.] 2006, pet. denied). The defendant is not required to prove its affirmative defense as a matter of law; raising a material fact issue is sufficient to defeat summary judgment. *See**Brownlee* , 665 S.W.2d at 112 ; *Anglo-Dutch Petrol.* , 193 S.W.3d at 95.

**B. Force Majeure**

Olmos asserted as an affirmative defense to ConocoPhillips's breach-of-contract claim that the force majeure clause in the parties' farmout agreement was triggered when Olmos was unable to obtain project financing, thereby excusing its nonperformance. ConocoPhillips obtained summary judgment that the force majeure provision was inapplicable by arguing that force majeure protection is not available unless the triggering event is, first, unforeseeable and, second, something other than a mere economic hardship.

**1. Rules of contract interpretation**

In construing a written contract, the primary concern is to ascertain and give effect to the parties' intentions as expressed in the document. *Italian Cowboy Partners, Ltd. v. Prudential Ins. Co. of Am.* , 341 S.W.3d 323, 333 (Tex. 2011) ; *Frost Nat'l Bank v. L & F Distribs., Ltd.* , 165 S.W.3d 310, 311-12 (Tex. 2005). We begin with the contract's language. *Italian Cowboy* , 341 S.W.3d at 333. Contract terms are given their plain, ordinary, and generally accepted meanings unless the contract itself shows that the terms were used in a technical or different sense. *Valence Operating Co. v. Dorsett* , 164 S.W.3d 656, 662 (Tex. 2005).

Sometimes contracts include terms that have common law significance. A term's common-law meaning will not override the definition given to a contractual term by the contracting parties. *See**Provident Life & Accident Ins. Co. v. Knott* , 128 S.W.3d 211, 217-19 (Tex. 2003). The rules of contract interpretation require that the contracting parties' intent be determined based on the language included in their contract, not by "definitions not expressed in the parties' written agreements." *Id.* ; *see**Zurich Am. Ins. Co. v. Hunt Petrol.(AEC), Inc.* , 157 S.W.3d 462, 466 (Tex. App.-Houston [14th Dist.] 2004, no pet.) ("Regardless of its historical underpinnings, the scope and application of a force majeure clause depend on the terms of the contract."). However, we may consider common law rules to "fill in gaps" when interpreting force majeure clauses. *Sun Operating Ltd. P'ship v. Holt* , 984 S.W.2d 277, 283 (Tex. App.-Amarillo 1998, pet. denied).

Because foreseeability of force majeure events is rooted in the common law of the force majeure doctrine, the question presented is whether the trial court properly considered the foreseeability of changes in the oil and gas market when determining the applicability of the force majeure clause in this case.

**2. Is Market Change a Force Majeure Event?**

Olmos contends that the trial court erred as a matter of law in accepting ConocoPhillips's invitation to apply a "traditional conception of force majeure, [i.e., a showing of unforeseeability] rather than to apply the plain language of [the force majeure clause]." ConocoPhillips counters that a foreseeable event1 cannot qualify as force majeure under the "catch-all" provision of this force majeure clause. We agree with ConocoPhillips for two reasons. First, it is unreasonable to interpret the "catch-all"

*182provision as broadly as suggested by Olmos. Second, application of the ejusdem generis doctrine compels the conclusion that a decline in oil and gas prices is not the sort of event covered by the force majeure clause. We discuss each reason, respectively.

***a. Foreseeability Properly Limits "Catch-all" Provisions***

There has, indeed, been a debate regarding whether common-law notions of foreseeability have any place in the interpretation of modern-day force majeure clauses. The Third Circuit and the Fifth Circuit have reached differing results regarding whether, and under what circumstances, a showing of unforeseeability is required to show a force majeure event.

In *Gulf Oil Corp., v. Fed. Energy Regulatory Comm'n* , 706 F.2d 444, 454 (3rd Cir. 1983), the court required a showing of unforeseeability, even though the alleged force majeure event was specifically listed in the force majeure clause. The contract at issue in *Gulf Oil* involved a warranty to deliver a certain quantity of gas per day, and the force majeure clause specifically defined a force majeure event to include "breakage or accidents to machinery or lines of pipe, [and] the necessity for making repairs to or alterations of machinery or lines of pipe." *Id.* at 448 n.8. Focusing on the nature of warranty contracts, the Third Circuit concluded that, even though mechanical repairs were a listed force majeure event, the party claiming application of the force majeure clause also had to show that the mechanical repairs were "unforeseeable and infrequent." *Id.* at 454.

The Fifth Circuit reached the opposite result in *Eastern. Air Lines v. McDonnell Douglas Corp.* , 532 F.2d 957 (5th Cir. 1976). In *Eastern Air Lines* , McDonnell Douglas contracted to manufacture planes for Eastern by a certain date. *Id.* at 963. When McDonnell Douglas was unable to perform in a timely manner, it sought to invoke the force majeure clause, which excused delays occasioned by "any act of government, [or] governmental priorities." *Id.* at 992. McDonnell Douglas argued that "most of the delays were caused by the rapid military buildup occasioned by the war in Vietnam" and that "the Government asked the aviation industry to accord specific military projects priority over civilian production." *Id.* at 964. The Fifth Circuit noted that "[e]xculpatory provisions which are phrased merely in general terms have long been construed as excusing only unforeseen events which make performance impracticable." *Id.* at 990. However, because the parties had specifically addressed the risk that performance "would be delayed by governmental acts, priorities, regulations or orders," McDonnell Douglas did not have to also show that its defense was limited to unforeseeable events. *Id.* at 992.

However, this Court is not called upon to determine whether *Gulf Oil* or *Eastern* is correctly decided. Both of those cases involved the situation in which the alleged force majeure event was *specifically listed* in the force majeure clause. In this case, the alleged force majeure event-a downturn in the oil and gas market-is not listed in the force majeure clause. Instead, Olmos argues that it is applicable through the "catch-all" provision that includes "any other cause not enumerated herein but which is beyond the reasonable control of the Party whose performance is affected." Thus, the question we must decide is whether this "catch-all" provision includes events that are foreseeable, such as a fluctuation in the oil and gas market that affects a party's ability to obtain financing.

We believe that it does not, and we have held so in a similar case on at *183least one other occasion. In *Valero Transmission Co. v. Mitchell Energy Co.* , 743 S.W.2d 658, 660 (Tex. App.-Houston [1st Dist.] 1987, no writ), Mitchell Energy agreed to sell, and Valero agreed to purchase and take, all gas produced from certain lands for a twenty-year period. The contract included a force majeure provision that excused performance "due to causes beyond [a party's] reasonable control." *Id.* at 663. Valero sought to invoke the force majeure clause to excuse its performance, arguing that "it had only slight control over the price it had to charge for its gas, and that neither party could control downstream market demand for gas at the high contract price." *Id.* A significant change in market price was not specifically listed as a force majeure event. *See id.* This Court held that, because the downturn in the market was foreseeable, it was not an event that would trigger the force majeure clause. *Id.* at 663-64.

> A force majeure clause does not relieve a contracting party of the obligation to perform, unless the disabling event was unforeseeable at the time the parties made the contract. An economic downturn in the market for a product is not such an unforeseeable occurrence that would justify application of the force majeure provision, and a contractual obligation cannot be avoided simply because performance has become more economically burdensome than a party anticipated.

> Indeed, the uncertainty of future market prices is often the motivation for entering into a long-term contract. The primary purpose of a price agreement is to fix the price and consequently to avoid the risk of price fluctuation. Thus, a sudden or significant change in price, or the fact that one of the parties may gain or lose during a particular period of the contract, is not sufficient to constitute an extraordinary, unforeseeable event that would excuse performance under the force majeure clause.

*Valero* , 743 S.W.2d at 663-64 (citations omitted).

*Valero* is consistent with *Kodiak 1981 Drilling Partnership v. Delhi Gas Pipeline, Corp.* , 736 S.W.2d 715, 716, 720-21 (Tex. App.-San Antonio 1987, writ ref'd n.r.e.), which held that there was no unforeseeability requirement when a *specified* force majeure condition-a "partial or entire failure to gas supply or market"-occurred that excused performance. The San Antonio court quoted *Eastern Air Lines* in concluding that "when the promissor has anticipated a particular event by providing for it in a contract, he should be relieved of liability for the occurrence of such event regardless of whether it was foreseeable." *Id.* at 721 (quoting *Eastern Air Lines* , 532 F.2d at 992 ).

We agree that when parties *specify* certain force majeure events, there is no need to show that the occurrence of such an event was unforeseeable. This is consistent with the holdings in *Eastern Air Lines* and *Kodiak* . *See also**Perlman v. Pioneer Ltd. P'ship* , 918 F.2d 1244, 1247-48 (5th Cir. 1990) (holding force majeure clause that specified "inability to obtain governmental permits" did not require showing unforeseeability when performance was hindered by inability to obtain permits without expensive hydrology testing); *Rowan Cos. v. Transco Expl. Co.,*679 S.W.2d 660, 664 (Tex. App.-Houston [1st Dist.] 1984, writ ref'd n.r.e.) (holding, without discussing foreseeability, that parties had defined fire as force majeure event).

Such is not the case here, and those cases do not control the outcome of this case. An inability to obtain financing because of a downturn in the oil and gas industry is not listed as a force majeure event in the contract. The question thus, is *184whether it is included in the "catch-all" provision. To require a showing of unforeseeability for a "catch-all" provision, such as the one here, is consistent with the cases Olmos cited.

Indeed, *Eastern Air Lines* acknowledges that "[e]xculpatory provisions which are phrased merely in general terms have long been construed as excusing only unforeseen events which make performance impracticable." 532 F.2d at 990. The court then discussed the doctrine of impracticality as it relates to force majeure as follows:

> The rationale for the doctrine of impracticability is that the circumstance causing the breach has made performance so vitally different from what was anticipated that the contract cannot reasonably be thought to govern. However, because the purpose of a contract is to place the reasonable risk of performance on the promisor, he is presumed, in the absence of evidence to the contrary, to have agreed to bear any loss occasioned by an event which was foreseeable at the time of contracting. Underlying this presumption is the view that a promisor can protect himself against foreseeable events by means of an express provision in the agreement.

> Therefore, when the promisor has anticipated a particular event by specifically providing for it in a contract, he should be relieved of liability for the occurrence of such event regardless of whether it was foreseeable.

*E. Air Lines* , 532 F.2d at 991-92 (internal citations omitted). The court concluded that, "[w]hen a risk has been contemplated and voluntarily assumed ... foreseeability is not an issue and the parties will be held to the bargain they made." *Id.* at 992. One commentator has summarized the *Eastern Air Lines* holding as follows: "If an event is foreseeable, parties should protect themselves through explicit provisions. If a party does so protect itself, it should not then have to bear the burden of proving that the event was unforeseeable." Jay D. Kelley, *So What's Your Excuse? An Analysis of Force Majeure Claims* , 2 TEX. J. OIL GAS & ENERGY L. 91, 104 (2007).

However, when, as here, the alleged force majeure event is not specifically listed-i.e., the party did not protect itself through an explicit provision-and the alleged force majeure event is alleged to fall within the general terms of the catch-all provision, it is unclear whether a party has contemplated and voluntarily assumed the risk. Thus, we find it appropriate to apply common-law notions of force majeure, including unforeseeability, to "fill the gaps" in the force majeure clause. *See**Sun Operating* , 984 S.W.2d at 283. Because fluctuations in the oil and gas market are foreseeable as a matter of law, it cannot be considered a force majeure event unless specifically listed as such in the contract.

To dispense with the unforeseeability requirement in the context of a general "catch-all" provision would, in our opinion, render the clause meaningless because *any event* outside the control of the nonperforming party could excuse performance, even if it were an event that the parties were aware of and took into consideration in drafting the contract. For example, in this contract, the parties agreed that "[Olmos] will bear one hundred percent (100%) of the risks, costs, and expenses to drill and complete or plug and abandon all Earning Wells drilled in accordance with this agreement...." Reading the force majeure clause as Olmos requests us to would shift the risks associated with completing the well to ConocoPhillips despite the parties' clear intention that Olmos bear that risk. We agree with the commentator who stated that "it is generally not advisable to negate the foreseeability requirement with respect to the *185catch-all definition inasmuch as this may result in an overly broad definition of force majeure." Kelley, supra, at 115.

Because there is no specific provision in the force majeure clause making a downturn in the oil and gas market a force majeure event, and a "catch-all" provision generally requires a showing of unforeseeability, which Olmos did not and cannot make, we hold that the trial court did not err in concluding, as a matter of law, that Olmos's failure to perform was not excused by the force majeure clause of the contract. *See**Kel Kim Corp. v. Cent. Mkts.* , 70 N.Y.2d 900, 524 N.Y.S.2d 384, 519 N.E.2d 295, 296 (1987) (holding that, in absence of specific clause, nonperforming party's inability to obtain insurance because of liability insurance crisis did not fall within "catch-all" provision because problem could have been foreseen and guarded against in contract); *Langham-Hill Petrol., Inc. v. S. Fuels Co.* , 813 F.2d 1327, 1329-30 (4th Cir. 1987) (holding that "catch-all" provision did not excuse obligation to purchase fuel oil in wake of significant drop in oil prices because to do so would negate risks allocated by parties in fixed-price contract).

In this case, Olmos agreed to bear the risks and costs associated with drilling the wells. It was aware that it would need to obtain financing to be able to successfully perform its contractual duties. However, it took no steps to condition its performance on the availability of such financing, nor did it specifically define its inability to obtain financing as a force majeure event. Olmos could have protected itself from downturns in the oil and gas market by specifically addressing it in the contract, but it failed to do so. We will not read the "catch-all" provision of the force majeure clause so broadly that it relieves Olmos of liability because of a circumstance that it was aware of, but took no steps to specifically address in the contract.

***b. The Doctrine of Ejusdem Generis***

Our second reason for concluding that a market downturn is not a force majeure event involves application of the doctrine of ejusdem generis. When more specific items in a list are followed by a catch-all "other," the doctrine of ejusdem generis teaches that the latter must be limited to things like the former. *Ross v. St. Luke's Episcopal Hosp.* , 462 S.W.3d 496, 504 (Tex. 2015) ; *In re Elliott* , 504 S.W.3d 455, 475 & n.48 (Tex. App.-Austin 2016, original proceeding) (Pemberton, J., concurring) (applying *ejusdem generis* canon to definition of "legal action" in statute). That canon provides that when "general words follow an enumeration of two or more things, they apply only to ... things of the same general kind or class specifically mentioned." Antonin Scalia & Bryan A. Garner, *Reading Law: The Interpretation of Legal Texts* 199 (2012); *see also**Hilco Elec. Coop., Inc. v. Midlothian Butane Gas Co.* , 111 S.W.3d 75, 81 (Tex. 2003) (applying "rule of ejusdem generis, which provides that when words of a general nature are used in connection with the designation of particular objects or classes of persons or things, the meaning of the general words will be restricted to the particular designation").

In *Eastern Air Lines* , the force majeure clause excused performance "due to causes beyond Seller's control and not occasioned by its fault or negligence, including but not being limited to" a list of specified events. 532 F.2d at 988. The court was invited, but declined, to apply the doctrine of ejusdem generis because, by using the term "including but not being limited to" in the clause, "the parties intended to excuse all delays coming within the general descripti *186on regardless of their similarity to the listed excuses." *Id.* at 989.

In contrast, this case does not include language similar to "including but not being limited to" in the force majeure clause. Thus, the reasons for the *Eastern Air Lines* court's refusal to apply the doctrine of ejusdem generis are not present here.

Instead, this case is more like *Seitz v. Mark-O-Lite Sign Contractors, Inc.* , 210 N.J.Super. 646, 510 A.2d 319, 321-22 (N.J. Super. Ct. Law Div. 1986), in which the court considered whether a broad "catch-all" force majeure clause could be construed to apply to events different from those specifically enumerated in the clause. The court, applying the rule of ejusdem generis, concluded that "only events or things of the same general nature or class as those specifically enumerated" excused a party's non-performance. *Id.* at 321. As such, an employee's disability was not in the same class as labor strikes, fires, floods, earthquakes, war, or acts of God. *Id.* ; *see also**Kel Kim.* , 524 N.Y.S.2d 384, 519 N.E.2d at 296-97 (holding plaintiff's inability to obtain insurance did not fall within "catch-all" because not similar to "labor disputes, inability to procure materials, failure of utility service, restrictive governmental laws or regulations, riots, insurrection, war, adverse weather, [or] Acts of God").

We hold, as a matter of law, that an economic downturn in the oil and gas industry is not like the other events specified in the contract as force majeure events. In this case, the specific terms "fire, flood, storm, act of God, governmental authority, labor disputes, war" are followed by the general term "any other cause not enumerated herein but which is beyond the reasonable control of the Party whose performance is affected." Applying the doctrine of ejusdem generis, the general phrase "any other cause not enumerated herein" must be limited to the types of events specified before, i.e., "fire, flood, storm, act of God, governmental authority, labor disputes, [&] war."

The specified events involve natural or man-made disasters (fires, floods, storms, act of God), governmental actions (governmental authority and war), and labor disputes. These events, while perhaps foreseeable, occur with such irregularity that planning for them and allocating the risks associated with such would be difficult absent a force majeure clause. However, changes in commodities markets and the resulting ability of a party to obtain financing occur regularly and could easily be dealt with in a specific contractual allocation of risks. Indeed, here, Olmos was aware that its ability to perform would be contingent on obtaining financing, but it did not condition its performance on such. In fact, the parties agreed to the contrary that Olmos would bear the risks associated with the drilling of the well, including, presumably, its ability to obtain financing.

**3. Conclusion Regarding Force Majeure Event**

Because events listed in the "catch-all" provision of this contract require a showing of unforeseeability, which Olmos did not do, and because a change in the oil and gas market making it impossible for Olmos to obtain financing is not like the other force majeure events listed in the contract, we conclude that Olmos, as a matter of law, did not raise a fact issue as to its affirmative defense. As such, the trial court properly granted ConocoPhillips' motion for summary judgment on its breach-of-contract claim.

Accordingly, we overrule Olmos's first issue on appeal.

**C. Liquidated Damages**

The contract provided for liquidated damages as follows:

> *187If [Olmos] fails to commence Drilling Operations on the first Earning Well by the expiration of the Primary Term, then [Olmos] will pay to [ConocoPhillips] the sum of $500,000.00 ("Maximum Liquidated Damages") and this Agreement terminates as to all Lease Acreage.

> * * *

> The Parties acknowledge that the payments set forth in this Article X are [ConocoPhillip]'s sole remedy for [Olmos]'s failure to drill and complete (or to plug and abandon as a dry hole, as the case may be) the first Earning Well as provided for in Article III. The Parties acknowledge that actual damages would be difficult to ascertain, the amount of Maximum Liquidated Damages and Liquidated Damages is reasonable, and that the Maximum Liquidated Damages and Liquidated Damages are not intended to be a penalty.

In its second issue on appeal, Olmos contends that the trial court erred in granting summary judgment because of its affirmative defense that the liquidated damages sought by ConocoPhillips were an unenforceable penalty.

In *FPL Energy, LLC v. TXU Portfolio Management Co.,* the Texas Supreme Court discussed the enforceability of liquidated damages as follows:

> The basic principle underlying contract damages is compensation for losses sustained and no more; thus, we will not enforce punitive contractual damages provisions. *See**Stewart v. Basey* , 150 Tex. 666, 245 S.W.2d 484, 486 (1952). In *Phillips v. Phillips* , we acknowledged this principle and restated the two indispensable findings a court must make to enforce contractual damages provisions: (1) "the harm caused by the breach is incapable or difficult of estimation," and (2) "the amount of liquidated damages called for is a reasonable forecast of just compensation." 820 S.W.2d 785, 788 (Tex. 1991) (citing *Rio Grande Valley Sugar Growers, Inc. v. Campesi* , 592 S.W.2d 340, 342 n.2 (Tex. 1979) ). We evaluate both prongs of this test from the perspective of the parties at the time of contracting.

426 S.W.3d 59, 69-70 (Tex. 2014). "While the question may require a court to resolve certain factual issues first, ultimately the enforceability of a liquidated damages provision presents a question of law for the court to decide." *Id.* at 70. The party asserting that a liquidated-damages clause is a penalty provision bears the burden of pleading and proof. *Garden Ridge, L.P. v. Advance Int'l., Inc.* , 403 S.W.3d 432, 438 (Tex. App.-Houston [14th Dist.] 2013, pet. denied) (citing *Phillips* , 820 S.W.2d at 789 ; TEX. R. CIV. P. 94 ).

Olmos does not challenge the first prong of the two-prong test. Instead, it argues that a fact issue exists on whether, given the market conditions at the time of breach, ConocoPhillips's actual damages from non-drilling bear any relationship to the $500,000 specified in the contract. Specifically, Olmost argues that "the parties' 'estimate' of ConocoPhillips' damages [at the time the parties agreed to the liquidated damage provision] does not tell us the amount of its '*actual* damages incurred' today."

However, we must determine whether a liquidated-damage provision is a reasonable forecast of actual damages by considering the time of contracting, not the time of breach. *See**FPL Energy* , 426 S.W.3d at 71 ("We view the reasonableness of the forecast from the time of contracting." *E.g.,**Mayfield v. Hicks* , 575 S.W.2d 571, 576 (Tex. Civ. App.-Dallas 1978, writ ref'd n.r.e.) ; *accord* RESTATEMENT (SECOND) OF CONTRACTS § 356 cmt. b (1981) (identifying time of making contract *188as moment to measure reasonableness of anticipated loss) ). Thus, the effect of the industry-wide drop in the price of oil *after* the parties signed the contract on ConocoPhillips's actual damages is irrelevant. Even though, according to Olmos, ConocoPhillips's anticipated return on the $4.8 million drilling project was lowered to "essentially zero," the subsequent change in oil prices does not mean that the liquidated damages provision was unreasonable at the time it was agreed to by the parties. Because Olmos's evidence on the reasonableness of the liquidated-damages provision focuses on events occurring after the signing of the contract, it does not raise a fact issue on its unenforceable penalty affirmative defense.

Accordingly, we overrule issue two.

**D. Attorney's Fees**

In its third issue on appeal, Olmos contends that the trial court erred by rendering *joint and several liability* against Olmos and Terrace for attorney's fees. Specifically, Olmos contends that, while Terrace can be liable for attorney's fees, Olmos, a limited liability company, cannot. *See* TEX. CIV. PRAC. & REM. CODE § 38.001 ("A person may recover reasonable attorney's fees from an individual or corporation ... if the claim is for ... an oral or written contract").

We agree. Olmos is not an individual or a corporation; it is a limited liability company.2 "Under the plain language of section 38.001, a trial court cannot order limited liability partnerships (L.L.P.), limited liability companies (L.L.C.), or limited partnerships (L.P.) to pay attorneys' fees." *Varel Int'l Indus., L.P. v. PetroDrillbits Int'l, Inc.* , No. 05-14-01556-CV, 2016 WL 4535779, at *7 (Tex. App.-Dallas Aug. 30, 2016, pet. denied) (mem. op.); *see also**CBIF Ltd. P'ship v. TGI Friday's Inc.* , No. 05-15-00157-CV, 2017 WL 1455407, at *25 (Tex. App.-Dallas Apr. 21, 2017, pet. filed) (mem. op.); *Choice! Power, LP v. Feeley* , 501 S.W.3d 199, 214 (Tex. App.-Houston [1st Dist.] 2016, no pet.) (holding § 38.001 does not permit recovery against limited partnership); *Alta Mesa Holdings, L.P. v. Ives* , 488 S.W.3d 438, 455 (Tex. App.-Houston [14th Dist.] 2016, pet. denied) (holding section 38.001 does not authorize recovery of attorney's fees in breach of contract action against limited liability company); *Hoffman v. L & M Arts* , No. 3:10-CV-0953-D, 2015 WL 1000838, at *9-10 (N.D. Tex. Mar. 6, 2015) (holding a limited liability company is not an individual or corporation for purposes of § 38.001 ).

Nevertheless, ConocoPhillips alleges that it was also entitled to recover attorney's fees under section 37.009 of the Texas Civil Practices and Remedies Code3 "because the declaratory and breach of contract claims were independent. Specifically, ConocoPhillips alleges that the breach-of-contract claim was about Olmos's failure to timely commence drilling operations, while the declaratory judgment action was based on the parties' dispute about their rights and obligations under the farmout agreement. We disagree with ConocoPhillips's characterization of the breach-of-contract and declaratory-judgment actions as "independent."

ConocoPhillips sought a declaration that Olmos's "claim of a force majeure *189does not constitute a valid force majeure under the Farmout" and that "the Farmout terminated at the end of the Primary Term on September 28, 2015 due to [Olmos's] failure to drill an Earning Well." Both requested declarations involve a determination of whether Olmos breached the farmout agreement by not drilling a well. "[W]hen a claim for declaratory relief is merely tacked onto a standard suit based on a matured breach of contract, allowing fees under [ § 37.009 ] would frustrate the limits Chapter 38 imposes on such fee recoveries." *MBM Fin. Corp. v. Woodlands Operating Co.* , 292 S.W.3d 660, 670 (Tex. 2009). "[A]n award of attorney's fees under [ § 37.009 ] is unavailable if the claim for declaratory relief is merely incidental to other claims for relief." *Jackson v. State Office of Admin. Hearings* , 351 S.W.3d 290, 301 (Tex. 2011).

Because ConocoPhillips's breach-of-contract claim and declaratory-judgment claim are not independent claims, we sustain Olmos's third issue.

**CONCLUSION**

There being no statutory basis for assessing attorney's fees against Olmos, we modify the judgment inasmuch as it makes Olmos jointly and severally liable with Terrace for the attorney's fees awarded to ConocoPhillips. We affirm the judgment as modified.

1

Both parties agree that fluctuation in the commodities markets is a foreseeable event.

2

*See* Tex. Bus. Orgs. Code § 101.001(3) (West 2012).

3

*See* Tex. Civ. Prac. & Rem. Code § 37.009 ("In any proceeding under [the Declaratory Judgment Act], the court may award costs and reasonable and necessary attorney's fees as are equitable and just.").

Brown, J., dissenting.

**DISSENTING OPINION**

Harvey Brown, Justice

These parties negotiated and executed a contract with a force majeure provision for suspending contractual obligations during a period in which a party's performance is "prevented or hindered." The contract does not say that an event must have been unforeseeable to suspend performance; nonetheless, one of the parties, ConocoPhillips, has argued that such a limitation should be read into the contract because, at common law, the term "force majeure" included the notion of unforeseeability. ConocoPhillips reads our Court's 1987 decision in *Valero Transmission Co. v. Mitchell Energy Corp.* to support this interpretation.1 The Court agrees and, in doing so, reads a term into a contract that simply is not there.

I dissent because the Texas Supreme Court has repeatedly told us that it is this state's policy to enforce contracts as they are written.2 Contracting parties are the masters of their agreement.3 They should be able to rely on their negotiated terms to mean what they say. We are not to imply terms into an agreement.4 If a party wants a term in a contract, the party should write it.5 These frequent admonitions require that we decline a litigant's post-hoc invitation to inject unstated contract terms into parties' agreements and that we read *Valero* narrowly because a contrary interpretation *190does what we are otherwise told not to do-imply a term into a contract that the parties chose not to include.

Texas contract-interpretation law requires parties to include in their contracts those terms they desire and courts to interpret their contracts as written. When we start inserting unwritten terms into contracts, inconsistent holdings result. Legal commentators are left to try to reconcile our holdings to understand when terms might be added in similar or distinguishable contexts. In the area of force majeure and foreseeability, this has led some commentators to theorize that case holdings can be reconciled by focusing on the type of contract and whether a particular risk was allocated such that it cannot qualify as a force majeure,6 while others look for a pattern by focusing on whether the event was enumerated or fell within the "catch-all" clause and conclude that unforeseeability is frequently imputed in one class but not the other.7 Such uncertainty in the law should be avoided,8 and can be, by doing as the Texas Supreme Court has instructed us to do for decades: "We have long held that courts will not rewrite agreements to insert provisions parties could have included or to imply restraints for which they have not bargained."9

Following this mandate achieves consistency without burden. If parties wish to limit the scope of their negotiated force majeure provisions to require that an event must have been *unforeseeable* to excuse performance, it is not difficult to insert that single adjective into their written agreements so that their contracts say what the parties intended.10 The result is obtainable through standard contract negotiation, without the need to rely on common law definitions or imputed terms.

Because the Court takes an approach counter to established contract-interpretation rules and engrafts a term not found in the parties' contract, I respectfully dissent.

**The Parties' Force Majeure Provision**

The parties' contract is a farmout agreement. "A farmout agreement is an assignment *191by a lease owner of all or a portion of the lease to another operator who desires to drill on the tract."11 The primary characteristic of a farmout is the farmee's obligation to drill one or more wells on the farmor's leased land as a prerequisite to completion of the transfer.12

The parties' farmout agreement contains an excused delay provision, which the parties' termed a "force majeure" clause. Article 31 provides as follows:

> FORCE MAJEURE

> Should either Party be prevented or *hindered* from complying with any obligation created under this Agreement, other than the obligation to pay money, *by reason of* fire, flood, storm, act of God, governmental authority, labor disputes, war or *any other cause* not enumerated herein but which is *beyond the reasonable control of the Party whose performance is affected* , then the performance of any such obligation is suspended during the period of, and only to the extent of, such prevention or hindrance, provided the affected Party exercises all reasonable diligence to remove the cause of force majeure. The requirement that any force majeure be remedied with all reasonable diligence does not require the settlement of strikes, lockouts or other labor difficulties by the Party involved.

(Emphasis added.) Thus, the parties included within the force majeure protections of their contract "any" cause that "prevented or hindered" contract compliance that is "beyond the reasonable control of the Party whose performance is affected." They did not include any language requiring that an event be unforeseeable to qualify as a force majeure event.

**General Principles of Contract Interpretation**

In construing a written contract, the primary concern is to ascertain and give effect to the parties' intentions as expressed in the document.13 "Objective manifestations of intent control, not 'what one side or the other alleges they intended to say but did not.' "14 Courts " 'presume parties intend what the words of their contract say' and interpret contract language according to its 'plain, ordinary, and generally accepted meaning' unless the instrument directs otherwise."15

If under these rules a contract can be given a certain or definite legal meaning or interpretation, then it is unambiguous.16 Courts must enforce an unambiguous contract as written and may not consider extrinsic evidence to give a contract a meaning different from that which its language imports or for the purpose of creating an ambiguity.17

*192Contracts sometimes include terms that have common law significance, and a contract-interpretation issue can arise regarding whether the common law can inform the meaning of the contractual terms. Contract-interpretation rules require that contracting parties' intent be determined based on the language included in their contract, not by reference to "definitions not expressed in the parties' written agreements."18 Thus, "the scope and application of a force majeure clause"-or any contract-"depend on the terms of the contract," and not on the common law meanings of terms or their "historical underpinnings."19

Objective, extrinsic evidence of "facts and circumstances" may provide context to the transaction, though.20 For example, trade custom can bear on the parties' objective intent and illuminate the meaning of contract language.21 But there are limits:

> Parties cannot rely on extrinsic evidence to "give the contract a meaning different from that which its language imports," "add to, alter, or contradict" the terms contained within the agreement itself, "make the language say what it unambiguously does not say," or "show that the parties probably meant, or could have meant, something other than what their agreement stated."22

In short, "we may neither rewrite the parties' contract nor add to its language."23 This applies equally to force majeure clauses as to other contract provisions.24

We also must not read a force majeure section or phrase within it in isolation; the contract must be read as a whole.25 Therefore, when a force majeure clause does not explicitly include a requirement that an event be unforeseeable to trigger force majeure protections, we should not read such a requirement into the parties' agreement absent other evidence from the contract itself indicating that the parties intended to require that an event be unforeseeable to qualify as a force majeure event.26

*193We simply cannot change a contract "because we or one of the parties comes to dislike its provisions or thinks that something else is needed in it."27 Instead, we must honor the parties' agreed terms and provisions-including what they choose to omit from their contract-because the contracting parties "are masters of their own choices."28 Neither party should be left to speculate about the undisclosed subjective intent of the other or wonder if the silent hand of the common law might reach into their agreement and alter its terms.

**Force Majeure as a Theory and a Contract Term**

The term "force majeure" dates back more than a century.29 "Generally speaking, the term 'force majeure' refers to an event, such as an 'Act of God,' beyond the parties' reasonable control that intervenes to create a contractual impossibility and thereby excuse contract performance."30 But much of the "historical underpinnings" of the doctrine "have fallen by the wayside."31 Today, force majeure is "little more than a descriptive phrase without much inherent substance. Indeed, its scope and application, for the most part, is utterly dependent upon the terms of the contract in which it appears."32

Case law reveals that parties generally choose to excuse delayed performance for events that are (1) beyond a party's reasonable control, (2) unforeseeable, or (3) both.33 Contracting parties are free to negotiate any of these choices to fit their particular circumstances and to add other terms, such as requiring diligence to overcome a qualifying event, just as they are with other contract provisions.34 Courts should honor these choices.

*194Because parties define the scope of their force majeure provisions to excuse performance in light of their transaction's realities and its acceptable and unacceptable risks, reviewing courts cannot myopically scrutinize the contract's single force majeure provision to identify a qualifying event; instead, they view the entire contract to determine whether the parties intended the disruptive event to be within the body of risk assigned to a party or if, instead, it may excuse performance through the force majeure provision.35 Textual indications that the parties intended that a type of event not excuse performance could include either specific contract provisions indicating that the parties intended a contingency to be an assigned risk and, therefore, incapable of qualifying as a force majeure or, more globally, consideration of the general nature of the agreement indicating that such a contingency was not intended to excuse performance.36 Viewing the entire agreement to discern intent is consistent with common contract principles applied in other contract disputes.37

***Valero* Is Consistent with This Approach**

ConocoPhillips argues that *Valero* requires that we imply a requirement of unforeseeability into the parties' contract even if it is not expressly included within the force majeure provision. I disagree that *Valero* requires the engrafting of an unstated term into these parties' contract. That opinion, instead, does what contract-interpretation principles dictate, which is to consider the nature of the parties' contract and its language as a whole to determine whether the claimed force majeure was part of the assigned risk such that it could not qualify as a force majeure event.38

In *Valero* , a natural gas pipeline company, Valero, unsuccessfully sought to be excused from its contractual obligation to purchase gas by arguing that a significant downturn in the natural gas market qualified as an event "beyond its reasonable control" to invoke force majeure protections under its fixed-price supply agreement *195with the natural gas producer.39 In rejecting the pipeline company's contention, this Court observed that the "primary purpose of a price agreement is to fix the price and consequently to avoid the risk of price fluctuation."40 Based on the nature of the contract-a fixed-price agreement-"a sudden or significant change in price, or the fact that one of the parties may gain or lose during a particular period of the contract, is not sufficient to constitute an extraordinary, unforeseeable event that would excuse performance under the force majeure clause."41 This Court rejected Valero's argument that a price fluctuation fell within the force majeure provision's protections, citing two cases that also involved fixed-price and warranty-type contracts.42 It held, instead, based on the nature of the contract and the language taken as a whole, that a change in market conditions could not qualify as a force majeure event under the parties' fixed-price contract.43

*Valero* is consistent with standard contract-interpretation principles, including that contracts be analyzed as a whole and in a way that does not leave some aspects of the agreements meaningless.44 In the context of a fixed-price contract, the obligation to provide a product at a fixed price would be meaningless if price were an excuse for nonperformance.45 Sudden changes in price that greatly outpace projected risk cannot qualify as a force majeure event to excuse performance because it would be antithetical to the very nature of a price-fix agreement for a party that contracted to purchase gas at a fixed price to argue that a change in market pricing qualified as a force majeure event.46 A change is price is the anticipated event-the contingency-for which the parties assigned risk in their contract.

The Third Circuit's holding in *Gulf Oil* , which was cited in *Valero* , is similar. In *Gulf Oil* , the court construed a warranty contract that contained a force majeure clause.47 The gas supplier warranted that it could supply a certain amount of gas daily.48 The contract did not limit the supplier's obligation to a single source of gas; the gas could be supplied from any available source.49 The contract contained a force majeure clause to excuse nonperformance if a party was rendered unable to meet its contract obligations and defined force majeure to mean "acts of God" and "any other causes ... not within the control of the party" that is seeking to be excused.50 But it excluded from its force majeure protections the "partial or entire failure or depletion of gas reserves or sources of supply of gas."51 The supplier invoked the force majeure clause to reduce its supply obligations based on routine maintenance delays that prevented use of pipelines near its main supply source, asserting that mechanical breakdowns are *196outside its control.52 Yet the supplier had a second source of gas available: its own reserves.53

Giving consideration to the parties' entire contract, and not limiting itself to the force majeure provision in isolation, the Third Circuit rejected the supplier's argument.54 The court noted that the supplier had warranted that it would have a specific quantity of gas available daily without specifying the source of its supply.55 Thus, the supplier had to look to its reserve source if an event disrupted production from its main supply source.56 A disruption with only the main supply source would not prevent supply from the reserve source to truly prevent compliance with the warranty contract.57 Given the warranty nature of the parties' agreement-guaranteeing adequate supply of gas-a failure to meet the daily delivery obligations could be excused only if the disruption impacted both the regular and the reserve fields such that all sources were unusable.58

The Third Circuit repeatedly emphasized that its holding was based on the warranty nature of the supply contract and the absence of any contractual limitation on the source of gas to be supplied.59 To qualify as a force majeure event within a warranty contract, there must be an "element of uncertainty or lack of anticipation" surrounding the event's occurrence, and the event "must affect the availability and the delivery of gas" to excuse compliance with the contract that warrants a certain supply.60 It would be antithetical to the supply contract's warranty nature to allow routine mechanical repairs at one supply source to qualify as a force majeure and excuse a failure to deliver warranted amounts of gas.61 By warrantying (guaranteeing) a supply of a certain quantity of gas, the supplier contracted to accept the risk of everyday obstacles to delivery.62

*197These cases discuss foreseeability in the context of the parties' contractual obligations. Under *Valero* , when a party enters into a supply contract in which it agrees to supply a good at a fixed price, price fluctuation is the anticipated event for which the parties are assigning risk.63 The very risk that the contract contemplates is that the price will change. Thus, the contemplated and anticipated risk of a change in market price cannot be the event that the parties intend to be covered by a force majeure provision.64 Instead, the risks have to be something else, something other than the very thing the parties contracted about and assigned risk for.65 Under *Gulf Oil* , the same is true for a contract that guarantees a quantity of a good: the risk falls on the guarantor to supply that quantity, and neither routine obstacles nor partial hindrances will excuse performance.66

In my view, interpretation of the force majeure provisions in *Valero* and *Gulf Oil* was tied to the contracts' warranty nature. To the extent the cases discuss foreseeability, it is in the context of analyzing, first, whether the disrupting event that one party sought to qualify as a force majeure was actually the contingency contemplated by the parties when they assigned risk, and, second, whether the nature of the contract was such that broader contractual obligations prevent this type of event from excusing performance. The foreseeability analysis was a practical evaluation of the parties' agreement as a whole to determine whether the identified event was within the contract's assignment of risk such that the risk could not qualify as a force majeure.67

The foreseeability analysis was not, as ConocoPhillips contends and the Court holds, a pronouncement that common law doctrinal aspects of force majeure engraft a general unforeseeability requirement into force majeure agreements (or at least the catch-all clause of the force majeure provision) even without contract language to support such a requirement.68 Such a *198pronouncement violates well-established rules of contract interpretation that require us to determine the parties' intent through the language they chose to incorporate into their unambiguous agreements.

**ConocoPhillips Failed to Meet Its Summary Judgment Burden to Disprove, As a Matter of Law, TEC's Affirmative Defense of Force Majeure**

ConocoPhillips brought a breach-of-contract claim against TEC and sought liquidated damages. ConocoPhillips moved for and prevailed on its summary-judgment motion, arguing that it established all elements of its breach-of-contract claim and, along with it, disproved TEC's affirmative defense of excused-delay protections as a matter of law.

To defeat ConocoPhillips's motion for summary judgment, TEC was required to bring forth evidence sufficient to raise a genuine issue of material fact on its force majeure affirmative defense.69 TEC was not required to prove its affirmative defense as a matter of law; raising a material fact issue is sufficient to defeat summary judgment.70

In my view, summary judgment in ConocoPhillips's favor on the inapplicability of the force majeure provision was error for three related reasons. First, as discussed above, the force majeure provision does not explicitly include an unforeseeability requirement to invoke its protections, and the established rules of contract-interpretation do not support adding to the parties' contract such a term they did not include.

Second, the force majeure provision, when read in light of the general understanding of the terms the parties did choose to include, is unambiguous in the scope of its excused-delay protections. It excuses delay when a party has been "prevented or hindered" from performing either "by reason of fire, flood, storm, act of God, governmental authority, labor disputes, [and] war" or "any other cause not enumerated herein but which is beyond the reasonable control of the Party whose performance is affected." The former includes particular events; the latter is broader, but is not without its own limits because the parties restricted *other cause* to only causes that are "beyond the reasonable control" of the party. These terms contain no ambiguity.71

*199Third, the contract as a whole, giving consideration to all its terms, does not contradict this interpretation. Under their agreement, TEC was to commence drilling operations on an earning well within 180 days. A time period of 180 days to perform is not a lengthy time, which might suggest that the parties'-or at least ConocoPhillips's-interest was in timely performance regardless of obstacle or impediment. But ConocoPhillips placed limits on its ability to terminate the contract and collect liquidated damages when it added a provision that would allow TEC to "suspend" the contract during a period of delay if TEC became "hindered."

ConocoPhillips elected to set the standard of "hindered" for the qualifying obstacle. Dictionary definitions of *hinder* include "to keep back; restrain; get in the way of; prevent; stop" and "to make difficult for; thwart; impede; frustrate."72 The word *hinder* suggests a low threshold before the force majeure clause applies. The party does not have to be prevented from performing, only hindered.73

Moreover, during the period of hindrance, the contract is not terminated; instead, it is "suspended" until the hindrance is lifted. The parties' election to allow the contract to be suspended, which in effect extended their obligations, also suggests a low threshold before the clause applies. Parties may choose to include excused-delay provisions, like this, because of the varying effect of a failure to perform. Typically, when a party fails to act under a contract, the party is in breach, and the other party is excused from further performance.74 When an excused-delay provision is included in the contract, though, the contract does not terminate; instead, it is "suspended during the period of, and only to the extent of, such prevention or hindrance."75 This allows the parties an alternative path to breach-and-termination that will maintain the relationship despite the *200obstacle.76 By including the possibility of suspension of a contract that had such a short time period for performance, these parties have indicated that they place at least equal weight on other variables beyond the timeliness of performance. I note this because the excused-performance provision does not simply negate the obligation to pay liquidated damages; it delays performance until the hindrance is lifted, thereby extending the contract and maintaining the relationship and the duties of the parties.77

In conclusion, there is no evidence from the terms of the remainder of the parties' agreement or the nature of the agreement itself to support injecting an otherwise unagreed-to term into their agreement. On the contrary, the combination of both low thresholds counsels against interpreting the parties' agreement to require a higher standard of unforeseeability.

**Conclusion**

The trial court and this Court accept ConocoPhillips's argument that TEC could not avail itself of the force majeure clause as a matter of law because the clause silently, but by implication, incorporated the common law requirement that a force majeure event be unforeseeable. I disagree for three reasons. First, the court's injection of additional terms is inconsistent with well-established Texas contract-interpretation rules. Second, the use of the word *hinder* in the force majeure clause and the parties' decision that the excuse applies not only to terminate a party's performance obligation but to suspend it suggests that the parties did not agree to a narrow and restrictive unforeseeability requirement. Third, the general nature of this contract is very different from the warranty contracts on which ConocoPhillips relies. Therefore, I respectfully dissent.

1

743 S.W.2d 658, 663 (Tex. App.-Houston [1st Dist.] 1987, no writ).

2

*In re Davenport* , 522 S.W.3d 452, 457 (Tex. 2017) ("We cannot make new contracts between the parties and must enforce the contract as written."); *Royal Indem. Co. v. Marshall* , 388 S.W.2d 176, 181 (Tex. 1965).

3

*Thedford Crossing, L.P. v. Tyler Rose Nursery, Inc.* , 306 S.W.3d 860, 867 (Tex. App.-Tyler 2010, pet. denied).

4

*See**Am. Mfrs. Mut. Ins. Co. v. Schaefer* , 124 S.W.3d 154, 162 (Tex. 2003) ; *Marshall* , 388 S.W.2d at 181.

5

*See**Sonat Expl. Co. v. Cudd Pressure Control, Inc.* , 271 S.W.3d 228, 232 (Tex. 2008) (in discussing choice-of-law provisions, stating that parties may choose contract provisions, but "must make that choice themselves").

6

*See* Robert N. Barnes & Randall J. Wood, *The Allocation of Risk in Gas Purchase Contracts after* Golsen v. ONG Western, Inc., 13 Okla. City U. L. Rev. 503, 535 (1988) ("The allocation of risk between the parties, as governed by the principal intent and purpose of the entire contract, is the court's truest guide to properly resolving the many excuses for nonperformance presented in take-or-pay litigation today."); *infra* pp. 194-95.

7

*See* Jay D. Kelley, *So What's Your Excuse? An Analysis of Force Majeure Claims* , 2 Tex. J. Oil Gas & Energy L. 91 (2007) ; Majority Op. pp. 182-85; *see also* Jocelyn L. Knoll & Shannon L. Bjorklund, *Force Majeure and Climate Change What is the New Normal?* , 8 J. Am. C. Constr. Law. 2, at Sec. III.C.1. (2014); Anthony A. Zoobkoff, *Force Majeure (and Other Useful French Profanities) in Resource Agreements* , 59 RMMFL-INST 17-1, at § 17.04(3)(b) (2013).

8

*See**Sonat Expl.* , 271 S.W.3d at 235 ("Enforcing contracts according to their own terms satisfies the relevant policies of the forum, enhances certainty, predictability, and uniformity of result, and facilitates commerce and relations with other states and nations.") (footnotes omitted); *Excess Underwriters at Lloyd's, London v. Frank's Casing Crew & Rental Tools, Inc.* , 246 S.W.3d 42, 51 (Tex. 2008) (observing that rewriting parties' contract would take step back from predictability in law relating to business transactions in Texas).

9

*Tenneco Inc. v. Enter. Prods. Co.* , 925 S.W.2d 640, 646 (Tex. 1996).

10

One legal writer suggests this phrasing to include an unforeseeability requirement in a force majeure "catch all" clause: "any other cause beyond the unit operator's reasonable ability to foresee or control." *See* Allison R. Ebands, Comment, *Force Majeure: How Lessees Can Save Their Leases While the War on Fracking Pages On* , 48 St. Mary's L.J. 857, 887 (2017).

11

*ExxonMobil Corp. v. Valence Operating Co.* , 174 S.W.3d 303, 313 (Tex. App.-Houston [1st Dist.] 2005, pet. denied) ; *see* Howard R. Williams & Charles J. Meyers , Oil & Gas Terms 211 (4th ed. 1976).

12

*Id.*

13

*URI, Inc. v. Kleberg Cty.* , 543 S.W.3d 755, 763-64 (Tex. 2018) ; *Italian Cowboy Partners, Ltd. v. Prudential Ins. Co. of Am.* , 341 S.W.3d 323, 333 (Tex. 2011).

14

*URI* , 543 S.W.3d at 763-64 (quoting *Gilbert Tex. Constr., L.P. v. Underwriters at Lloyd's London* , 327 S.W.3d 118, 127 (Tex. 2010) ).

15

*Id.* (quoting *Gilbert* , 327 S.W.3d at 126 ); *see**Valence Operating Co. v. Dorsett* , 164 S.W.3d 656, 662 (Tex. 2005).

16

*Frost Nat'l Bank v. L & F Distribs., Ltd.* , 165 S.W.3d 310, 312 (Tex. 2005).

17

*David J. Sacks, P.C. v. Haden* , 266 S.W.3d 447, 450 (Tex. 2008).

18

*See**Provident Life & Acc. Ins. Co. v. Knott* , 128 S.W.3d 211, 219 (Tex. 2003).

19

*Zurich Am. Ins. Co. v. Hunt Petrol. (AEC), Inc.* , 157 S.W.3d 462, 466 (Tex. App.-Houston [14th Dist.] 2004, no pet.).

20

*See**URI* , 543 S.W.3d at 763-64, 766-68.

21

*Id.* at 766-69.

22

*Id.* at 769 (internal footnotes and citations omitted).

23

*Schaefer* , 124 S.W.3d at 162.

24

*See, e.g.* , *Roland Oil Co. v. R.R. Comm'n of Tex.* , No. 03-12-00247, 2015 WL 870232, at *5 (Tex. App.-Austin Feb. 27, 2015, pet. denied) (mem. op.) (stating that "the scope and effect of a force majeure clause depend ultimately on the specific language used in the contract"); *Zurich* , 157 S.W.3d at 466 ("Regardless of its historical underpinnings, the scope and application of a force majeure clause depend on the terms of the contract."); *Sun Operating Ltd. P'ship v. Holt* , 984 S.W.2d 277, 282-83 (Tex. App.-Amarillo 1998, pet. denied) (stating that, "when the parties have themselves defined the contours of force majeure in their agreement, those contours dictate the application, effect, and scope of force majeure."); *cf.**Kodiak 1981 Drilling P'ship v. Delhi Gas Pipeline Corp.* , 736 S.W.2d 715, 720-21 (Tex. App.-San Antonio 1987, writ ref'd n.r.e.) (stating that "it is not for the reviewing court to determine why parties contracted as they did").

25

*See**Nassar v. Liberty Mut. Fire Ins. Co.* , 508 S.W.3d 254, 258 (Tex. 2017) ; *Hysaw v. Dawkins* , 483 S.W.3d 1, 16 (Tex. 2016).

26

*See**Sun Operating* , 984 S.W.2d at 288 n.4 (stating that "to imply an unforeseeability requirement into a force majeure clause would be unreasonable"); *Kodiak* , 736 S.W.2d at 720-21 (rejecting argument that unforeseeability was inherent aspect of force majeure clauses); *see also**Roland* , 2015 WL 870232, at *5-6 (rejecting argument that common-law aspects of force majeure doctrine apply absent text including them); *cf.**Perlman v. Pioneer Ltd. P'ship* , 918 F.2d 1244, 1248 & n.5 (5th Cir. 1990) (stating that, because contract did not mandate that force majeure event be unforeseeable, "district court erred when it supplied those terms as a rule of law"); *Sabine Corp. v. ONG W., Inc.* , 725 F.Supp. 1157, 1170 (W.D. Okla. 1989) (refusing to incorporate unforeseeability requirement into force majeure provision that did not expressly include such requirement).

27

*Thedford Crossing* , 306 S.W.3d at 867.

28

*Id.*

29

*Force majeure* , Black's Law Dictionary (10th ed. 2014).

30

*Va. Power Energy Mktg., Inc. v. Apache Corp.* , 297 S.W.3d 397, 400 n.3 (Tex. App.-Houston [14th Dist.] 2009, pet. denied) (citing *Perlman* , 918 F.2d at 1248 n.5 and Black's Law Dictionary 645 (6th ed. 1990) ) (emphasis omitted). Some of the cited materials have italicized the term "force majeure," others have not. For consistency, the term will be unitalicized throughout this opinion. *See* Bryan A. Garner , The Redbook: A Manual on Legal Style 80 (3d ed. 2013) (noting that foreign terms that have become "anglicized" no longer require italicization).

31

*Sun Operating* , 984 S.W.2d at 283.

32

*Id.*

33

*See, e.g.* , *Hydrocarbon Mgmt., Inc. v. Tracker Expl., Inc.* , 861 S.W.2d 427, 436 (Tex. App.-Amarillo 1993, no writ) (stating that force majeure clauses excuse performance "when the non-performance is caused by circumstances beyond the reasonable control of [the party] ... or when non-performance is caused by an event which is unforeseeable at the time the parties entered the contract."); *Roland* , 2015 WL 870232, at *5 (construing force majeure clause that excused performance for "causes beyond reasonable control of the party"); *United States v. Brooks-Callaway Co.* , 318 U.S. 120, 121 & n.1, 63 S.Ct. 474, 87 L.Ed. 653 (1943) (construing force majeure clause that excused performance for any "unforeseeable causes beyond the control ... of the contractor").

34

*See**Roland* , 2015 WL 870232, at *5 (stating that "scope and effect of a force majeure clause depend ultimately on the specific language used in the contract and not on any traditional definition of the term ....").

35

*See**Valero* , 743 S.W.2d at 663 (analyzing force majeure provision in light of price-fix nature of parties' agreement and noting that "primary purpose of a price agreement is to fix the price and consequently to avoid the risk of price fluctuation" to then conclude market price changes will not qualify as force majeure in price-fix agreement); *Roland* , 2015 WL 870232, at *5 (analyzing force majeure applicability by considering parties' agreement "as a whole and taking its words in context"); *Gulf Oil* , 706 F.2d at 452 (considering full import of parties' agreement and stating, "Force majeure events within a warranty contract can excuse the supplier's nonperformance ... only to the extent that the supplier has shown that it had available resources to meet its warranty obligation."); *see also**Knott* , 128 S.W.3d at 220 (stating that judiciary's role "is not to redistribute these risks and benefits" that parties have assigned "but to enforce the allocation that the parties previously agreed upon.").

36

*See**Valero* , 743 S.W.2d at 663 (considering that agreement being analyzed was price-fix agreement and noting that "primary purpose of a price agreement is to fix the price and consequently to avoid the risk of price fluctuation," concluding that market price changes cannot qualify as force majeure).

37

*See, e.g.* , *Nassar* , 508 S.W.3d at 258 ("No one phrase, sentence, or section of a contract should be isolated from its setting and considered apart from the other provisions.") (quoting, in part, *Forbau v. Aetna Life Ins. Co.* , 876 S.W.2d 132, 134 (Tex. 1994) ); *Hysaw* , 483 S.W.3d at 16 ("Intent must be determined by a careful and detailed examination of the document in its entirety, rather than by application of mechanical rules of construction that offer certainty at the expense of effectuating intent.").

38

*See**Valero* , 743 S.W.2d at 663-64.

39

*Id.* at 661-63.

40

*Id.* at 663-64.

41

*Id.*

42

*Id.* at 663 (citing *Gulf Oil* , 706 F.2d at 452 and *Mainline Inv. Corp. v. Gaines* , 407 F.Supp. 423, 427 (N.D. Tex. 1976) ).

43

*Valero* , 743 S.W.2d at 664.

44

*See**id.* at 663-64 ; *see also**Gulf Oil* , 706 F.2d at 452.

45

*Valero* , 743 S.W.2d at 663.

46

*See**id.* at 663-64.

47

706 F.2d at 444.

48

*Id.* at 452.

49

*Id.*

50

*Id.* at 448 n.8.

51

*Id.*

52

*Id.* at 450.

53

*Id.* at 452.

54

*Id.* at 453.

55

*Id.* at 452.

56

*Id.*

57

*See id.*

58

*Id.* at 453.

59

*See**id.* at 453-55.

60

*Id.* at 453.

61

*Id.* at 454.

62

The Third Circuit discusses foreseeability in two parts of its *Gulf Oil* opinion. It does so, first, while highlighting that the agreement's context-a warranty contract-largely informs its analysis. *Id.* at 452. The court stated, "We were referred to no cases in which a force majeure clause was decided within a warranty contract context." *Id.* The court then stated, in dicta, "However, it is well settled that a force majeure clause in a non-warranty contract defines the area of unforeseeable events that might excuse nonperformance within the contract period." *Id.* In support of this statement, the court cited a Supreme Court case analyzing a force majeure clause that defined force majeure events as "*unforeseeable* causes beyond the control" of the contracting party. *See id.* (citing *Brooks-Callaway* , 318 U.S. at 121 n.1, 123-24, 63 S.Ct. 474 (emphasis added) ). The contract in *Brooks-Callaway* , from which *Gulf Oil* noted an unforeseeability requirement, expressly required that a force majeure event be unforeseeable. That makes *Brooks-Callaway* and the statement in *Gulf Oil* distinguishable from the facts here.

> *Gulf Oil* discusses foreseeability a second time when considering whether routine maintenance can qualify as a force majeure event under the warranty contract. *Id.* at 453-54. It concludes that it would be contrary to the warranty nature of the parties' contract to allow "frequent," "routine" "mechanical breakdowns" that happen with "regularity" to excuse performance. *Id.* Promising to maintain a supply of product includes a commitment to overcome routine obstacles to meeting demand. *See id.* The court analyzed whether an event could qualify as a force majeure not in terms of whether it was a foreseeable event in the abstract but, instead, in light of the nature of the parties' agreement and the contract's other terms, to discern whether the parties assigned risk related to such an occurrence. *See id.* ; *see also**Valero* , 743 S.W.2d at 663 (analyzing force majeure provision in light of price-fix nature of parties' agreement). Given the nature of the parties' agreement, the court concluded that the parties had assigned risk for routine maintenance needs. *See**Gulf Oil* , 706 F.2d at 454.

63

The supplier assumes the risk that an increase in market prices will harm him while, at the same time, he accepts the benefit that will inure to him if market prices fall. *See**Valero* , 743 S.W.2d at 663.

64

*See id.*

65

*See id.*

66

*See**Gulf Oil* , 706 F.2d at 454.

67

*Cf.**Knott* , 128 S.W.3d at 220 (stating that judiciary's role "is not to redistribute these risks and benefits" that parties have assigned "but to enforce the allocation that the parties previously agreed upon.").

68

ConocoPhillips cites *Roland* as support for its proposition that "courts may consider traditional concepts of force majeure, such as unforeseeability and control, when interpreting a catch-all provision in a force majeure clause," even if those requirements are not inherent to specifically listed force majeure events. ConocoPhillips's reliance on *Roland* is misplaced. But the *Roland* court expressly rejected the idea that common-law aspects of the force majeure doctrine govern the applicability of the force majeure provision absent supporting contract terms. *Roland* , 2015 WL 870232, at *5. Relying on *Zurich* , *Sun Operating* , and *Perlman* , the court stated, "[W]e agree ... that the scope and effect of a force majeure clause depend ultimately on the specific language used in the contract and *not* on any traditional definition of the term." *Id.* at *5 & nn.24, 31 (emphasis added). The court held that the force majeure provision challenged in that case incorporated the historical requirement that a force majeure event must be beyond the reasonable control of the party; but it did so, not because that was a historical aspect of the doctrine, but, because "the language used in the clause itself" incorporated the requirement. *Id.* at *5. The contract explicitly described a qualifying force majeure event as "any other cause or causes beyond the reasonable control of the party." *Id.*

69

*See**Brownlee v. Brownlee* , 665 S.W.2d 111, 112 (Tex. 1984) ; *Anglo-Dutch Petrol. Int'l, Inc. v. Haskell* , 193 S.W.3d 87, 95 (Tex. App.-Houston [1st Dist.] 2006, pet. denied).

70

*See**Brownlee* , 665 S.W.2d at 112 ; *Anglo-Dutch Petrol.* , 193 S.W.3d at 95.

71

The Court agrees that the parties' contract is unambiguous. When a contract is unambiguous, background contract interpretation aids, like the doctrine of ejusdem genris, do not apply. *Hussong v. Schwan's Sales Enters., Inc.* , 896 S.W.2d 320, 325 (Tex. App.-Houston [1st Dist.] 1995, no writ) ("The doctrine of *ejusdem generis* applies only when the contract is ambiguous."); *see**Dimotsis v. State Farm Lloyds* , 5 S.W.3d 808, 811-12 (Tex. App.-San Antonio 1999, no pet.) (Rickhoff, J., concurring) (stating that courts do not resort to doctrine of ejusdem generis "unless we have already determined that a term is ambiguous," and concluding that party improperly relied on doctrine of ejusdem generis "to create an ambiguity where none exists.").

72

*Hinder* , Webster's New World College Dictionary (5th ed. 2014).

73

ConocoPhillips argues that TEC's inability to obtain financing is a mere "economic hardship" that, historically, would not excuse performance. TEC counters that the event is better described as an actual impediment that prevented, at least temporarily, performance, not something that added cost to performance or made it unprofitable. *See**Mainline* , 407 F.Supp. at 427 (stating that, "in the absence of agreement intervening economic hardship is usually held to be insufficient legal justification for nonperformance"); *cf.**Va. Power* , 297 S.W.3d at 401 n.5 (rejecting party's recasting of force majeure event as economic hardship when party claimed hurricane-not economic effect of hurricane-prevented performance). And it asserted that ConocoPhillips knew at the time the contract was executed that TEC would be relying on outside financing to drill the well, actually adding a provision in the contract identifying the likely financing source, Black-Brush Oil & Gas, L.P. According to TEC, this additional provision supports a determination that the parties agreed that TEC's inability to obtain outside financing constitutes a force majeure event.

> Under the contract's terms, ConocoPhillips agreed that TEC may assign a portion of its rights in the leases to Black-Brush Oil & Gas in the future without requiring TEC to obtain ConocoPhillips's consent. It describes Black-Brush as an "affiliate" of TEC generally, without denoting it as a financing source. This provision does not establish TEC's force majeure defense nor negate it as a matter of law. Its inclusion in the agreement is not inconsistent with the interpretation of the force majeure provision to unambiguously excuse performance for causes outside TEC's reasonable control.

74

*Mustang Pipeline Co. v. Driver Pipeline Co.* , 134 S.W.3d 195, 196 (Tex. 2004) (per curiam) ("It is a fundamental principle of contract law that when one party to a contract commits a material breach of that contract, the other party is discharged or excused from further performance.").

75

Farmout Agreement, art. 31.

76

*See* Ebands, *supra* n.10 at 876-77 (referring to force majeure provision as "savings clause" and stating, "By including a force majeure clause, parties to an oil and gas lease can contractually define the force majeure defense and provide for temporary suspension of lease obligations, instead of having the contract terminate as it occurs under the common law defenses. The force majeure clause defines certain contingencies that will constitute a force majeure event and sets forth the obligations of the parties should such an event arise. Accordingly, force majeure has become a 'creature[ ] of contract' with its contours based upon the confines set forth by the parties in their agreement, rather than depending upon the delineations of the common law defenses.") (footnotes omitted).

77

When incorporating an excused-delay provision to suspend obligations into a short-term contract, the parties may wish to negotiate and specify the length of suspension that would be tolerated, past which a breach occurs; however, these parties did not include such terms in their agreement.