IN THE UNITED STATES COURT OF APPEALS

FOR THE FIFTH CIRCUIT

No. 94-10066

MILLGARD CORP.,

Plaintiff-Appellee,

Cross-Appellant,

versus

McKEE/MAYS, A JOINT VENTURE,

Defendant-Third-Party

Plaintiff-AppellantAppellee,

Cross-Appellee,

versus

DALLAS COUNTY AND THE COMMISSIONERS'

COURT OF DALLAS COUNTY,

Third-Party DefendantsAppellants,

Cross-Appellees.

Appeal from the United States District Court

for the Northern District of Texas

(March 31, 1995)

Before HIGGINBOTHAM, SMITH, and STEWART, Circuit Judges.

PATRICK E. HIGGINBOTHAM, Circuit Judge:

This Texas diversity case raises the familiar question of a

price adjustment to a construction contract. Here a subcontractor

encountered wet soil while sinking piers for a foundation. A soil

report acco mpanying the bid documents signaled dry soil, but the

bid documents stated that this soil report was not part of the

contrac t documents. A provision in the subcontract allowed for2

pri ce adjustment if the subcontractor encountered conditions at

variance with those indicated in the subcontract or those

ordinarily encountered. Another clause disclaimed all

responsibility for the accuracy of the soils invest igation. We

hold that the subcontract provided for adjustment of contract price

in two circumstances and neither was present. We reverse the

judgment of the district court entered upon a jury verdict and

vacate a judgment against the owner that passed the price increases

through to the owner.

I.

On April 5, 1978, Dallas County contracted with McKee/Mays for

the construction of a new county jail and courthouse, called the

Lew Sterrett Justic e Center. In November 1978, McKee/Mays

solicited bids to subcontra ct the pier drilling for caisson

foundations for the project. McKee/Mays gave Millgard a packet of

information about the project, including a set of instructions to

bidders, the project specifications, and a copy of some soil boring

logs. Mason-Johnston & Associates had conducted the soils

investigation at Dallas County's requ est. Section 1.21(b)(3) of

the instructions to bidder warned that the soil "[r]eport and log

of borings is available for Bidders' information only. The report

is not a warranty of subsurface conditions, nor is it a part of the

Contract Documents." Section 1.21(c) continued:

1. Bidders a re expected to examine the site and the

subsurface investigation reports and then decide

for themselves the character of the materials to be

encountered.3

2. The Owner, Architect and Construction Manager

disclaim any responsibility for the accuracy, true

location and extent of the soils investigation that

has been prepared by others. They further disclaim

responsibility for interpretation of that data by

Bidders, as in projecting soil-bearing values, rock

profiles, soil stability and the presence, level

and extent of underground water.

On January 10 and 11, 1979, Millgard's officials met in Dallas

with McKee/Mays's officials and discussed the project, including

subsurface conditions. McKee/Mays's officials gave them a copy of

the soil report written by Mason-Johnst on. Millgard's officials

visually inspected the site, examined soil samples, and spoke with

Bill Howard, one of the authors of the soil report. Millgard

interpreted the data to indicate no problem water in the soil, and

Howard concurred. At the scheduled pre-bid conference on January

11, Howard told bidders that the driller would encoun ter dry,

cohesive soil that was probably clay, except in the fill and shale

layers. He stated that there was no reason to anticipate problem

water, and told bidders to look at the so il report and samples.

Though one other bidder drilled its own test hole, Millgard did not

do so.

On January 18, 1979 , Millgard submitted a winning bid of

$2,987,000. Millgard then submitted proposed drilling plans to

McKee/Mays for approval. Millgard proposed to insert temporary

casings through the fill layer. These casings would clear the way

for drilling through the dry clay until the drill reached the sand

and gravel layer above the shale, at which point Millgard would

insert another casing. The plan reiterated Howard's statement that4

"problem volumes of water would not be expected." McKee/Mays,

Dallas County, and Mason-Johnston reviewed and approved the plans.

McKee/M ays signed the subcontract with Millgard on March 6,

1979. Section 12.2.1 of the subcontract contained a clause

entitled "CONCEALED CONDITIONS":

Should concealed conditions encountered in the

performa nce of the Work below the surface . . . be at

variance with the conditions indi cated by the Contract

Documents, or should unknown physical conditions below

the surface of the ground

. . . differing materially from

those ordinarily enco untered . . . be encountered, the

Contract Sum shall be equitably adjusted by Change Order

. . . .

Millgard began work in late June 1979. It encountered a layer

of quicksand-like m aterial, between five and fifteen feet thick,

between the f ill area and the sand and gravel layer. These

conditions affected seventy-four percent of the holes drilled and

made the drilling plans imprac tical. Millgard spent more money

than it expected, completing the work in ea rly January 1980.

Millgard sought its additional costs, and McKee/Mays forwarded its

claim to Dallas County. Dallas County decided that the conditions

were not materially different from those indicated by the contract

documents and refused to adjust the contract price.

Millgard brought this diversity suit in federal district court

to recover its additional costs. McKee/Mays filed a third-party

claim for indemnity from Dallas County. A jury trial followed.

The district court redacted section 1.21(b)(3) of the instructions

to bidders in the version of the contract that was introduced into

evidence. The deleted language read: "nor is [the soil report] a

part of the Contract Documents." The court also excised5

sec tion 1.21(c)(2), which stated that the owner, architect, and

McKee/Mays "disclaim any responsibility for the accuracy . . . of

t he soils investigation [and] interpretation of that data." The

court forbade McKee/Mays and Dallas County to mention this language

or to elicit it at trial. The jury was asked whether Millgard

"reasonably relied on the subsurface information furnished to it in

its preparation of its bid" and w hether conditions "differed

materially fr om those conditions indicated by the subsurface

information." The jury answered "yes" to both questions. The

court denied defendants' motions to set aside the verdict and for

judgment as a matter of law, entered judgment for Millgard, and

ordered Dallas County to indemnify McKee/Mays for the full amount

of the judgment. McKee/Mays and Dallas County appeal, and Millgard

cross-appeals the rate of prejudgment interest.

II.

The district court reasoned that all of the parties "relied on

the accuracy of the soil report" and that the disclaimers did not

"preclude, for all purposes, reliance on the soil repor t."

Instead, the court interpreted the di sclaimers as insuring "that

any inaccuracies in the soil report would be inadequate grounds to

rescind, or excuse nonperformance of, [Millgard's] contractual

obligation to construct the caissons." The district court

therefore redacted the disclaimers and phrased the jury

instructions to allow Millgard to recover an equitable adjustment

based on its reliance on the soil reports.6

Millgard does not rely upon the second half of the concealed

conditions clause, dealing with conditions not "ordinarily

encountered." Its sole theory of liability is a breach of contract

cla im resting on the first half of the clause, which permits a

price adjustment if conditions are "at variance with the conditions

indicated by the Contract Documents."

O ne problem with this contention is that section 1.21 (c)(2)

"disclaim[s] any responsibility for the accuracy, true location and

extent of the soils investigation," including data concerning "the

presence, level and exten t of underground water." Section

1.21(b)(3) is even more explicit: "The [soil] report is not a

warranty of subsurface conditions, nor is it a part of the Contract

Docu ments." If the soil report is not part of the contract

documents, it cannot form the basis of a claim that conditions were

"at variance with the conditions indicated by the Contract

Documents." The district court's gossamer distinction between

grounds for escaping the contract and grounds for claiming an

equitable adjustment finds no anchor in the blunt contract language

disavowing "any responsibility." Part 1.05 of the project manual's

earthwork specifications underscores this point: "No allowance or

extra payments will be made by reason of variation in types of soil

encountered or variations in their moisture contents."

N or do we find persuasive case law holding that "conditions

indicated by the Contract Documents" can embrace soil reports that

are not themselves part of the contract documents. C ity of

Columbia v. Paul N. Howard Co.

, 707 F.2d 338, 340 (8th Cir.), cert.7

denied , 464 U.S. 893 (1983); Fattore Co. v. Metropolitan Sewerage

Comm'n , 454 F.2d 537, 542 (7th Cir. 1971), cert. denied , 406 U.S.

921 (19 72). Either the soil report is part of the contract

documents or it is not. Whatever be the force of trade customs in

the absence of controlling contract language, the plain language of

section 1.21 "disclaim[s] any responsibility" and excludes the soil

report from the contract documents.

Millgard and the district court arg ue that giving effect to

the literal wording of the disclaimers would gut the concealed

conditions clause. S ee Foster Constr. C.A. & Williams Bros. Co. v.

United States

, 435 F.2d 873, 888 (Ct. Cl. 1970) (collecting cases).

But the converse holds true--allowing reliance on the soil reports

under the concealed conditions clause would eviscerate the

disclaimers. Nor is it true that the concealed conditions clause

would lack meaning if the disclaimers are given effect. The

concealed conditions clause would still allow for equitable

adjustment based on subterranean conditions that are not

"ordinarily encountered." It would also allow for equitable

adjustment based on variances from any contract documents, such as

the blueprints and specifications. These contract provisions do

n ot clash. Even if they did clash, we would enforce the

disclaimers because they specifically mention the soils

investigation while the concealed conditions clause does not. It

is a maxim of interpretation that when two provisions of a contract

conflict, the specific tr umps the general. U nited States Postal8

Serv. v. American Postal Workers Union

, 922 F.2d 256, 260 (5th

Cir.), cert. denied , 112 S. Ct. 297 (1991).

In short, the disclaimers and the language of the project

manual show that the parties placed the risk of underground water

on Millgard. Millgard took its chances by not boring its own hole

and instead relying on the soil reports. The bargain struck by the

parties alloc ated the risk and there it ends. We enforce the

contract.

III.

Because the disclaimers were effective as a matter of law to

disavow all responsibi lity for the soils investigation, the

district court erred in redacting the contract, limiting argument

and testimony , and phrasing the jury instructions. The district

court should instead have granted the motions for judgment as a

matter of law. The district court was correct, however, in

rejecting McKee/Mays's claim against Dallas County for

reimbursement of its attorney's fees. Texas law grants Dallas

County governmental immunity from such awards. S ee Tex. Loc. Gov't

Code Ann. § 5.904 (Vernon Supp. 1995); City of Terrell v.

McFarland

, 766 S.W.2d 809, 813 (Tex. App.--Dallas 198 8, writ

denied). We need not reach the other issues presented on appeal or

cross-appeal. We REVERSE the judgment of the district court on

Millgard's claims and RENDER judgment for McKee/Mays. We AFFIRM

the portion of the district court's judgment that rejects

McKee/Mays's claim against Dallas County for its attorney's fees9

and VACATE the judgment against Dallas County and in favor of

McKee/Mays, there now being no award against McKee/Mays.

AFFIRMED IN PART, VACATED IN PART, AND REVERSED IN PART.