Construction Indefinite Delivery-Indefinite Quantity (IDIQ) Multiple Aw ard Task Order Contract for Horizontal maintenance, repair, and

 construction services, in support of National Guard activities in the State of Mi. These w ill be Horizontal-disciplined contracts consisting of a

 Base Aw ard Period of tw o calendar years, and three one-year option periods. The total contract period, including options, shall not exceed

 five calendar years. The total of individual task orders placed against this contract shall not exceed $20,000,000.00. The Government intends

 to aw ard a minimum of five (5) individual MATOC contracts. This action is being solicited on an UNRESTRICTED basis. The North American

 Industry Classification (NAICS) Code is 237990 and 237310 and the Size Standard for Small Business is $33.5M of average annual receipts

 for the past 3 years. Notice of Price Evaluation Preference for HUBZone Small Business Concerns in accordance w ith FAR Clause 52.219-4,

 is applicable. Persons intending on offering a proposal should attend the Pre-Proposal Conference. See Section 00100 for specific

 registration information and details. Solicitation and all information, notices, amendments for this solicitation w ill be posted at

 http://w w w .fbo.gov

J 586-239-4731

NOTE: In sealed bid solicitations "offer" and "offeror" mean "bid" and "bidder".

10. THE GOVERNMENT REQUIRES PERFORMANCE OF THE WORK DESCRIBED IN THESE DOCUMENTS

NEGOTIATED

29-Sep-2010

(RFP)

(IFB)

X

CALL:

B. TELEPHONE NO. (Include area code) (NO COLLECT CALLS)

See Item 7

2. TYPE OF SOLICITATION

SEALED BID

3. DATE ISSUED

9. FOR INFORMATION A. NAME

SOLICITATION

X

NSN 7540-01-155-3212 1442-101 STANDARD FORM 1442 (REV. 4-85)

Prescr ibed by GSA

FAR (48 CFR) 53.236-1(e)

11. The Contractor shall begin performance w ithin _______ 1 calendar days and complete it w ithin ________ 730 calendar days after receiving

aw ard, notice to proceed. This performance period is X mandatory, negotiable. (See _________________________

12 A. THE CONTRACTOR MUST FURNISH ANY REQUIRED PERFORMANCE AND PAYMENT BONDS?

(If "YES," indicate within how many calendar days after award in Item 12B.)

YES X NO

13. ADDITIONAL SOLICITATION REQUIREMENTS:

A. Sealed offers in original and __________ 3 copies to perform the w ork required are due at the place specified in Item 8 by ___________ 

local time ______________ 26 Jul 2010 (date). If this is a sealed bid solicitation, offers must be publicly opened at that time.

shall be marked to show the offeror's name and address, the solicitation number, and the date and time offers are due.

B. An offer guarantee is, X is not required.

C. All offers are subject to the (1) w ork requirements, and (2) other provisions and clauses incorporated in the solicitation in full text or by reference.

D. Offers providing less than _______ 60 calendar days for Government acceptance after the date offers are due w ill not be considered and w ill be rejected.

SOLICITATION, OFFER, 

AND AWARD

(Construction, Alteration, or Repair)

1. SOLICITATION NO.

IMPORTANT - The "offer" section on the reverse must be fully completed by offeror.

4. CONTRACT NO.

W912JB-10-D-4006

7. ISSUED BY CODE

127 MSC

43200 MAPLE ST

BLDG 105, RM 16

SELFRIDGE ANGB MI 48045-5213

W912JB

PAGE OF PAGES

1 OF

CODE

(Title, identifying no., date):

.)

12B. CALENDAR DAYS

02:00 PM (hour)

Sealed envelopes containing offers 

5. REQUISITION/PURCHASE REQUEST NO. 6. PROJECT NO.

8. ADDRESS OFFER TO (If Other Than Item 7)

TEL: FAX: TEL: FAX:

W912JB-10-R-4005-0003 88

(b) (6)

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 1 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
(b) (6) (b) (6) (b) (6)

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 2 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
Section 00010 - Solicitation Contract Form

ITEM NO SUPPLIES/SERVICES MAX 

QUANTITY

UNIT UNIT PRICE MAX AMOUNT

0001 100 Each UNDEFINED $0.00 

Basic Period-MILCON

FFP

29 Sep 2010 - 28 Sep 2012: Horizontal MATOC IDIQ - Construction FFP - 

Contractor shall provide all plant, labor, equipment, appliances, materials, 

expertise and supervision necessary for various maintenance, repair and 

construction Task Order Contracts for the Michigan National Guard. 

MAXIMUM Contract Value for Base Period and All Option years is 

$20,000,000.00 MAX QTY shown for administrative purposes only. Dollar 

values, types, set-aside, and locations applicable to this award are in Note 1 

Section 00010. MILCON Funded Task Orders

FOB: Destination

NSN: Z199-00-XXX-0001

SIGNAL CODE: A

MAX 

NET AMT

$0.00

 

ITEM NO SUPPLIES/SERVICES MAX 

QUANTITY

UNIT UNIT PRICE MAX AMOUNT

0002 100 Each UNDEFINED $0.00 

Basic Period-SRM

FFP

29 Sep 2010 - 28 Sep 2012: This CLIN is for administrative purposes for SRM 

Task Orders issued during the Base period. -SRM Funded Task Orders

FOB: Destination

NSN: Z199-00-XXX-0001

SIGNAL CODE: A

MAX 

NET AMT

$0.00

 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 3 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
ITEM NO SUPPLIES/SERVICES MAX 

QUANTITY

UNIT UNIT PRICE MAX AMOUNT

1001 100 Each UNDEFINED $0.00 

OPTION Option Year One-MILCON

FFP

29 Sep 2012 - 28 Sep 2013: Horizontal MATOC IDIQ - Construction FFP - 

Contractor shall provide all plant, labor, equipment, appliances, materials, 

expertise and supervision necessary for various maintenance, repair and 

construction Task Order Contracts for the Michigan National Guard. 

MAXIMUM Contract Value for Base Period and All Option years is 

$20,000,000.00 MAX QTY shown for administrative purposes only. Dollar 

values, types, set-aside, and locations applicable to this award are in Note 1 

Section 00010. MILCON Funded Task Orders

FOB: Destination

NSN: Z199-00-XXX-0001

SIGNAL CODE: A

MAX 

NET AMT

$0.00

 

ITEM NO SUPPLIES/SERVICES MAX 

QUANTITY

UNIT UNIT PRICE MAX AMOUNT

1002 100 Each UNDEFINED $0.00 

OPTION Option Year One-SRM

FFP

29 Sep 2012 - 28 Sep 2013: This CLIN is for administrative purposes for SRM 

Task Orders issued during the first option period. -SRM Funded Task Orders

FOB: Destination

NSN: Z199-00-XXX-0001

SIGNAL CODE: A

MAX 

NET AMT

$0.00

 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 4 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
ITEM NO SUPPLIES/SERVICES MAX 

QUANTITY

UNIT UNIT PRICE MAX AMOUNT

2001 100 Each UNDEFINED $0.00 

OPTION Option Year Two-MILCON

FFP

29 Sep 2013 - 28 Sep 2014: Horizontal MATOC IDIQ - Construction FFP - 

Contractor shall provide all plant, labor, equipment, appliances, materials, 

expertise and supervision necessary for various maintenance, repair and 

construction Task Order Contracts for the Michigan National Guard. 

MAXIMUM Contract Value for Base Period and All Option years is 

$20,000,000.00 MAX QTY shown for administrative purposes only. Dollar 

values, types, set-aside, and locations applicable to this award are in Note 1 

Section 00010. MILCON Funded Task Orders

FOB: Destination

NSN: Z199-00-XXX-0001

SIGNAL CODE: A

MAX 

NET AMT

$0.00

 

ITEM NO SUPPLIES/SERVICES MAX 

QUANTITY

UNIT UNIT PRICE MAX AMOUNT

2002 100 Each UNDEFINED $0.00 

OPTION Option Year Two-SRM

FFP

29 Sep 2013 - 28 Sep 2014: This CLIN is for administrative purposes for SRM 

Task Orders issued during the second option period. -SRM Funded Task Orders

FOB: Destination

NSN: Z199-00-XXX-0001

SIGNAL CODE: A

MAX 

NET AMT

$0.00

 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 5 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
ITEM NO SUPPLIES/SERVICES MAX 

QUANTITY

UNIT UNIT PRICE MAX AMOUNT

3001 100 Each UNDEFINED $0.00 

OPTION Option Year Three-MILCON

FFP

29 Sep 2014 - 28 Sep 2015: Horizontal MATOC IDIQ - Construction FFP - 

Contractor shall provide all plant, labor, equipment, appliances, materials, 

expertise and supervision necessary for various maintenance, repair and 

construction Task Order Contracts for the Michigan National Guard. 

MAXIMUM Contract Value for Base Period and All Option years is 

$20,000,000.00 MAX QTY shown for administrative purposes only. Dollar 

values, types, set-aside, and locations applicable to this award are in Note 1 

Section 00010. MILCON Funded Task Orders

FOB: Destination

NSN: Z199-00-XXX-0001

SIGNAL CODE: A

MAX 

NET AMT

$0.00

 

ITEM NO SUPPLIES/SERVICES MAX 

QUANTITY

UNIT UNIT PRICE MAX AMOUNT

3002 100 Each UNDEFINED $0.00 

OPTION Option Year Three-SRM

FFP

29 Sep 2014 - 28 Sep 2015: This CLIN is for administrative purposes for SRM 

Task Orders issued during the third option period. -SRM Funded Task Orders

FOB: Destination

NSN: Z199-00-XXX-0001

SIGNAL CODE: A

MAX 

NET AMT

$0.00

 

CONTRACT MINIMUM/MAXIMUM QUANTITY AND CONTRACT VALUE

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 6 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
The minimum quantity and contract value for all orders issued against this contract shall not be 

less than the minimum quantity and contract value stated in the following table. The maximum 

quantity and contract value for all orders issued against this contract shall not exceed the 

maximum quantity and contract value stated in the following table.

MINIMUM

QUANTITY 

MINIMUM

AMOUNT 

MAXIMUM

QUANTITY 

MAXIMUM

AMOUNT 

1.00 $200.00 100.00 $20,000,000.00 

DELIVERY/TASK ORDER MINIMUM/MAXIMUM QUANTITY AND ORDER VALUE

The minimum quantity and order value for each Delivery/Task Order issued shall not be less than the minimum 

quantity and order value stated in the following table. The maximum quantity and order value for each 

Delivery/Task Order issued shall not exceed the maximum quantity and order value stated in the following table.

MINIMUM

QUANTITY 

MINIMUM

AMOUNT 

MAXIMUM

QUANTITY 

MAXIMUM

AMOUNT 

1.00 $2,000.00 5.00 $5,000,000.00 

CLIN MINIMUM/MAXIMUM QUANTITY AND CLIN VALUE

The minimum quantity(s) and CLIN value(s) for all orders issued against the CLIN(s) on this contract shall not be 

less than the minimum quantity(s) and CLIN value(s) stated in the following table. The maximum quantity(s) and 

CLIN value(s) for all orders issued against the CLIN(s) on this contract shall not exceed the maximum quantity(s) 

and CLIN value(s) stated in the following table.

CLIN 

MINIMUM

QUANTITY 

MINIMUM

AMOUNT 

MAXIMUM

QUANTITY 

MAXIMUM

AMOUNT 

0001 1.00 $200.00 100.00 $20,000,000.00 

0002 1.00 $200.00 100.00 $20,000,000.00 

1001 1.00 $200.00 100.00 $20,000,000.00 

1002 1.00 $200.00 100.00 $20,000,000.00 

2001 1.00 $200.00 100.00 $20,000,000.00 

2002 1.00 $200.00 100.00 $20,000,000.00 

3001 1.00 $200.00 100.00 $20,000,000.00 

3002 1.00 $200.00 100.00 $20,000,000.00 

CLIN DELIVERY/TASK ORDER MINIMUM/MAXIMUM QUANTITY AND CLIN ORDER VALUE 

The minimum quantity and order value for the given Delivery/Task Order issued for this CLIN shall not be less than 

the minimum quantity and order value stated in the following table. The maximum quantity and order value for the 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 7 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
given Delivery/Task Order issued for this CLIN shall not exceed the maximum quantity and order value stated in the 

following table. 

CLIN 

MINIMUM

QUANTITY 

MINIMUM

AMOUNT 

MAXIMUM

QUANTITY 

MAXIMUM

AMOUNT 

0001 1.00 $200.00 100.00 $5,000,000.00 

0002 1.00 $200.00 100.00 $5,000,000.00

1001 1.00 $200.00 100.00 $5,000,000.00 

1002 1.00 $200.00 100.00 $5,000,000.00

2001 1.00 $200.00 100.00 $5,000,000.00 

2002 1.00 $200.00 100.00 $5,000,000.00

3001 1.00 $200.00 100.00 $5,000,000.00 

3002 1.00

 

$200.00

 

100.00

 

$5,000,000.00

 

DELIVERY INFORMATION

CLIN DELIVERY DATE QUANTITY SHIP TO ADDRESS UIC 

0001 POP 29-SEP-2010 TO

28-SEP-2012 

N/A 127 CES/CEC

KEVIN KLAWINSKI

28700 RAILROAD AVE

BLDG 127

SELFRIDGE ANGB MI 48045

586 239-2315

FOB: Destination 

F8Y36O 

0002 POP 29-SEP-2010 TO

28-SEP-2012 

N/A (SAME AS PREVIOUS LOCATION)

FOB: Destination 

F8Y36O 

1001 POP 29-SEP-2012 TO

28-SEP-2013 

N/A (SAME AS PREVIOUS LOCATION)

FOB: Destination 

F8Y36O 

1002 POP 29-SEP-2012 TO

28-SEP-2013 

N/A (SAME AS PREVIOUS LOCATION)

FOB: Destination 

F8Y36O 

2001 POP 29-SEP-2013 TO

28-SEP-2014 

N/A (SAME AS PREVIOUS LOCATION)

FOB: Destination 

F8Y36O 

2002 POP 29-SEP-2013 TO

28-SEP-2014 

N/A (SAME AS PREVIOUS LOCATION)

FOB: Destination 

F8Y36O 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 8 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
3001 POP 29-SEP-2014 TO

28-SEP-2015 

N/A (SAME AS PREVIOUS LOCATION)

FOB: Destination 

F8Y36O 

3002 POP 29-SEP-2014 TO

28-SEP-2015 

N/A (SAME AS PREVIOUS LOCATION)

FOB: Destination 

F8Y36O 

TABLE OF CONTENTS/NOTES

SECTION 00010

SOLICITATION, OFFER, AND AWARD SF 1442 and SF 1442 BACK

SECTION 00010 - PRICING SCHEDULE and NOTES 

SECTION 00700 - CONTRACT CLAUSES

SECTION 00800 - SPECIAL MATOC CONTRACT REQUIREMENTS

SECTION 01001 - 01700 - TECHNICAL SPECIFICATIONS

ATTACHMENT 1 – MASTER SPECIFICATIONS Dated, 22 September 2010

SECTION 00010 NOTES

1. The following apply to this contract:

a. Task orders in the following location(s) are applicable to this contract: In/around Selfridge ANGB 

Mi

b. In addition to task orders issued on a unrestricted basis contractor is eligible to complete for task 

orders set-aside for: N/A

c. Applicable Maximum order dollar values $5,000,000.00

2. A task order in the amount of $200.00 will be issued upon award of this contract. Contractors may 

invoice for the initial task order following acceptance by the Contracting Officer of the Master Safety and 

Quality Control Plans. These plans shall be submitted not later than 30 days from the award of a MATOC 

contract and receipt of the initial task order. Plans submitted with the proposal in response to the solicitation 

are not acceptable. In the event the Contractor awarded a MATOC does not submit the required plans 

within 60 days of award the Contracting Officer may unilaterally cancel the MATOC contract at no cost to 

the Government.

3. Sections 00600, 00100, 00110, and 00120, will be physically removed and not placed in contract award, but will 

be deemed to be incorporated by reference in that award.

4. Contractor’s attention is invited to Section 00800, Special Contract Requirements. Important information on the 

Task Order process is contained therein. Offerors are encouraged to read this section in its entirety to reach a better 

understanding of the MATOC Task Order Process. The minimum guaranteed task order amount for the entire 

contract period, to include any exercised option periods, is $200.00 per IDIQ contract awarded. See note No. 2. 

5. The term “Contracting Officer” is applicable to this Solicitation and resulting contract(s). The terms 

“Contracting Officer” and “Ordering Officer” may be used interchangeably when referring to individual Task 

Orders. 

6. Reference Contract Clause 252.236-7008, CONTRACT PRICES – BIDDING SCHEDULES. The term Bidding 

Schedule shall also be construed to mean Offer Schedule or Schedule. The terms “bid” and “offer” shall be construed

as having the same meaning in this solicitation and resulting contract(s) and any future task orders.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 9 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
7. Reference Contract Clause 52.215-5, FACSIMILE PROPOSALS. This clause may apply to individual Task 

Order Request for Proposals to be issued under the basic contract. It does not apply to this (Basic Contract) 

solicitation. Individual MATOC Task Order Requests for Proposals will indicate the applicability of this clause.

8. Reference Contract Clause 52.228-15, PERFORMANCE AND PAYMENT BONDS. Applicability will be 

defined in individual MATOC orders. 

9. The Government intends to award Multiple Contracts pursuant to this solicitation. Federally warranted 

Contracting Officers at any National Guard activities in the State of Michigan may place task orders against resulting 

contracts. Federally warranted Contracting Officers at any Federal Agency providing construction services on 

Selfridge ANGB or the surrounding area may utilize this contract provided they receive written advance 

authorization from the PCO. 

10. DO NOT insert prices in the Basic and Option Years CLINs provided immediately after the SF 1442. The 

Generic CLINS provided in this section during the solicitation will include areas of consideration selected and 

accepted by the Government at time of award. Instructions for the preparation of proposals are located in Sections 

00100, 00110 and 00120. 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 10 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
End of Section 00010

 

CLAUSES INCORPORATED BY REFERENCE

52.203-3 Gratuities APR 1984 

52.203-5 Covenant Against Contingent Fees APR 1984 

52.203-7 Anti-Kickback Procedures JUL 1995 

52.203-8 Cancellation, Rescission, and Recovery of Funds for Illegal or 

Improper Activity 

JAN 1997 

52.203-10 Price Or Fee Adjustment For Illegal Or Improper Activity JAN 1997 

52.203-12 Limitation On Payments To Influence Certain Federal 

Transactions 

SEP 2007 

52.203-13 Contractor Code of Business Ethics and Conduct DEC 2008 

52.203-14 Display of Hotline Poster(s) DEC 2007 

52.204-2 Alt II Security Requirements (Aug 1996) - Alternate II APR 1984 

52.204-4 Printed or Copied Double-Sided on Recycled Paper AUG 2000 

52.204-7 Central Contractor Registration APR 2008 

52.204-9 Personal Identity Verification of Contractor Personnel SEP 2007 

52.204-10 Reporting Executive Compensation and First-Tier Subcontract 

Awards 

JUL 2010 

52.209-6 Protecting the Government's Interest When Subcontracting 

With Contractors Debarred, Suspended, or Proposed for 

Debarment 

SEP 2006 

52.211-13 Time Extensions SEP 2000 

52.211-18 Variation in Estimated Quantity APR 1984 

52.215-2 Audit and Records--Negotiation MAR 2009 

52.215-10 Price Reduction for Defective Cost or Pricing Data OCT 1997 

52.215-11 Price Reduction for Defective Cost or Pricing Data--

Modifications 

OCT 1997 

52.215-12 Subcontractor Cost or Pricing Data OCT 1997 

52.215-13 Subcontractor Cost or Pricing Data--Modifications OCT 1997 

52.219-4 Notice of Price Evaluation Preference for HUBZone Small 

Business Concerns 

JUL 2005 

52.219-8 Utilization of Small Business Concerns MAY 2004 

52.219-9 Alt II 

(Dev) 

Small Business Subcontracting Plan (Apr 2008) Alternate II 

(Deviation) 

OCT 2001 

52.219-14 Limitations On Subcontracting DEC 1996 

52.219-28 Post-Award Small Business Program Rerepresentation APR 2009 

52.222-3 Convict Labor JUN 2003 

52.222-4 Contract Work Hours and Safety Standards Act - Overtime 

Compensation 

JUL 2005 

52.222-6 Davis Bacon Act JUL 2005 

52.222-7 Withholding of Funds FEB 1988 

52.222-8 Payrolls and Basic Records JUN 2010 

52.222-9 Apprentices and Trainees JUL 2005 

52.222-10 Compliance with Copeland Act Requirements FEB 1988 

52.222-11 Subcontracts (Labor Standards) JUL 2005 

52.222-12 Contract Termination-Debarment FEB 1988 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 11 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
52.222-13 Compliance with Davis-Bacon and Related Act Regulations. FEB 1988 

52.222-14 Disputes Concerning Labor Standards FEB 1988 

52.222-15 Certification of Eligibility FEB 1988 

52.222-21 Prohibition Of Segregated Facilities FEB 1999 

52.222-26 Equal Opportunity MAR 2007 

52.222-27 Affirmative Action Compliance Requirements for 

Construction 

FEB 1999 

52.222-35 Equal Opportunity For Special Disabled Veterans, Veterans of

the Vietnam Era, and Other Eligible Veterans 

SEP 2006 

52.222-36 Affirmative Action For Workers With Disabilities JUN 1998 

52.222-37 Employment Reports On Special Disabled Veterans, Veterans 

Of The Vietnam Era, and Other Eligible Veterans 

SEP 2006 

52.222-50 Combating Trafficking in Persons FEB 2009 

52.222-54 Employment Eligibility Verification JAN 2009 

52.222-99 (Dev) Notification of Employee Rights under the National Labor 

Relations Act (DEVIATION 2010-O0013) 

JUN 2010 

52.223-2 Affirmative Procurement of Biobased Products Under Service 

and Construction Contracts 

DEC 2007 

52.223-3 Hazardous Material Identification And Material Safety Data JAN 1997 

52.223-5 Pollution Prevention and Right-to-Know Information AUG 2003 

52.223-6 Drug-Free Workplace MAY 2001 

52.223-9 Estimate of Percentage of Recovered Material Content for 

EPA-Designated Items 

MAY 2008 

52.223-9 Estimate of Percentage of Recovered Material Content for 

EPA-Designated Items 

MAY 2008 

52.223-14 Toxic Chemical Release Reporting AUG 2003 

52.223-15 Energy Efficiency in Energy-Consuming Products DEC 2007

52.223-17 Affirmative Procurement of EPA-Designated Items in Service 

and Construction Contracts 

MAY 2008 

52.225-9 Buy American Act--Construction Materials FEB 2009 

52.225-13 Restrictions on Certain Foreign Purchases JUN 2008 

52.227-1 Authorization and Consent DEC 2007 

52.227-2 Notice And Assistance Regarding Patent And Copyright 

Infringement 

DEC 2007 

52.227-4 Patent Indemnity-Construction Contracts DEC 2007 

52.228-2 Additional Bond Security OCT 1997 

52.228-5 Insurance - Work On A Government Installation JAN 1997 

52.228-11 Pledges Of Assets SEP 2009 

52.228-12 Prospective Subcontractor Requests for Bonds OCT 1995 

52.228-13 Alternative Payment Protections JUL 2000 

52.228-14 Irrevocable Letter of Credit DEC 1999 

52.228-15 Performance and Payment Bonds--Construction NOV 2006 

52.229-3 Federal, State And Local Taxes APR 2003 

52.232-5 Payments under Fixed-Price Construction Contracts SEP 2002 

52.232-17 Interest OCT 2008 

52.232-23 Alt I Assignment of Claims (Jan 1986) - Alternate I APR 1984 

52.232-27 Prompt Payment for Construction Contracts OCT 2008 

52.232-33 Payment by Electronic Funds Transfer--Central Contractor 

Registration 

OCT 2003 

52.233-1 Disputes JUL 2002 

52.233-3 Protest After Award AUG 1996 

52.233-4 Applicable Law for Breach of Contract Claim OCT 2004 

52.236-2 Differing Site Conditions APR 1984 

52.236-3 Site Investigation and Conditions Affecting the Work APR 1984 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 12 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
52.236-4 Physical Data APR 1984 

52.236-5 Material and Workmanship APR 1984 

52.236-6 Superintendence by the Contractor APR 1984 

52.236-7 Permits and Responsibilities NOV 1991 

52.236-8 Other Contracts APR 1984 

52.236-9 Protection of Existing Vegetation, Structures, Equipment, 

Utilities, and Improvements 

APR 1984 

52.236-10 Operations and Storage Areas APR 1984 

52.236-11 Use and Possession Prior to Completion APR 1984 

52.236-12 Cleaning Up APR 1984 

52.236-13 Accident Prevention NOV 1991 

52.236-14 Availability and Use of Utility Services APR 1984 

52.236-15 Schedules for Construction Contracts APR 1984 

52.236-17 Layout of Work APR 1984 

52.236-21 Specifications and Drawings for Construction FEB 1997 

52.236-21 Alt I Specifications and Drawings for Construction (Feb 1997) - 

Alternate I 

APR 1984 

52.236-26 Preconstruction Conference FEB 1995 

52.242-13 Bankruptcy JUL 1995 

52.242-14 Suspension of Work APR 1984 

52.243-4 Changes JUN 2007 

52.244-6 Subcontracts for Commercial Items DEC 2009 

52.245-1 (Dev) Government Property (June 2007) JUN 2007 

52.246-12 Inspection of Construction AUG 1996 

52.246-13 Inspection--Dismantling, Demolition, or Removal of 

Improvements 

AUG 1996 

52.246-21 Warranty of Construction MAR 1994 

52.246-21 Alt I Warranty of Construction (Mar 1994) - Alternate I APR 1984 

52.248-3 Value Engineering-Construction SEP 2006 

52.249-2 Alt I Termination for Convenience of the Government (FixedPrice) (May 2004) - Alternate I SEP 1996 

52.249-3 Termination for Convenience of the Government 

(Dismantling, Demolition, or Removal of Improvements) 

MAY 2004 

52.249-10 Default (Fixed-Price Construction) APR 1984 

52.249-10 Alt I Default (Fixed-Price Construction) (Apr 1984) Alternate I APR 1984 

52.253-1 Computer Generated Forms JAN 1991 

252.201-7000 Contracting Officer's Representative DEC 1991 

252.203-7000 Requirements Relating to Compensation of Former DoD 

Officials 

JAN 2009 

252.203-7001 Prohibition On Persons Convicted of Fraud or Other DefenseContract-Related Felonies DEC 2008 

252.203-7002 Requirement to Inform Employees of Whistleblower Rights JAN 2009 

252.204-7003 Control Of Government Personnel Work Product APR 1992 

252.204-7004 Alt A Central Contractor Registration (52.204-7) Alternate A SEP 2007 

252.205-7000 Provision Of Information To Cooperative Agreement Holders DEC 1991 

252.209-7004 Subcontracting With Firms That Are Owned or Controlled By 

The Government of a Terrorist Country 

DEC 2006 

252.211-7007 Reporting of Government-Furnished Equipment in the DoD 

Item Unique Identification (IUID) Registry 

NOV 2008 

252.215-7000 Pricing Adjustments DEC 1991 

252.219-7003 Small Business Subcontracting Plan (DOD Contracts) APR 2007 

252.223-7001 Hazard Warning Labels DEC 1991 

252.223-7004 Drug Free Work Force SEP 1988 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 13 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
252.223-7006 Prohibition On Storage And Disposal Of Toxic And 

Hazardous Materials 

APR 1993 

252.225-7002 Qualifying Country Sources As Subcontractors APR 2003 

252.225-7012 Preference For Certain Domestic Commodities DEC 2008 

252.227-7022 Government Rights (Unlimited) MAR 1979 

252.227-7023 Drawings and Other Data to become Property of Government MAR 1979 

252.227-7033 Rights in Shop Drawings APR 1966 

252.231-7000 Supplemental Cost Principles DEC 1991 

252.232-7003 Electronic Submission of Payment Requests and Receiving 

Reports 

MAR 2008 

252.232-7010 Levies on Contract Payments DEC 2006 

252.236-7000 Modification Proposals-Price Breakdown DEC 1991 

252.236-7001 Contract Drawings, and Specifications AUG 2000 

252.236-7005 Airfield Safety Precautions DEC 1991 

252.239-7001 Information Assurance Contractor Training and Certification JAN 2008 

252.243-7001 Pricing Of Contract Modifications DEC 1991 

252.243-7002 Requests for Equitable Adjustment MAR 1998 

252.245-7000 Government-Furnished Mapping, Charting, and Geodesy 

Property 

DEC 1991 

252.247-7023 Transportation of Supplies by Sea MAY 2002 

252.247-7023 Alt III Transportation of Supplies by Sea (May 2002) Alternate III MAY 2002 

252.247-7024 Notification Of Transportation Of Supplies By Sea MAR 2000 

 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 14 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
Section 00700 - Contract Clauses 

CLAUSES INCORPORATED BY FULL TEXT

52.211-10 COMMENCEMENT, PROSECUTION, AND COMPLETION OF WORK (APR 1984)

The Contractor shall be required to (a) commence work under this contract within 1 calendar days after the date the 

Contractor receives the notice to proceed, (b) prosecute the work diligently, and (c) complete the entire work ready 

for use not later than * The time stated for completion shall include final cleanup of the premises. 

*With each Task Order awarded, the Contracting Officer shall specify either a number of days after the date the 

contractor receives the notice to proceed, or a calendar date.

(End of clause)

52.211-12 LIQUIDATED DAMAGES--CONSTRUCTION (SEP 2000) 

(a) If the Contractor fails to complete the work within the time specified in the contract, the Contractor shall pay 

liquidated damages to the Government in the amount specified in the task order for each calendar day of delay until 

the work is completed or accepted.

(b) If the Government terminates the Contractor's right to proceed, liquidated damages will continue to accrue until 

the work is completed. These liquidated damages are in addition to excess costs of repurchase under the Termination 

clause.

(End of clause)

52.215-19 NOTIFICATION OF OWNERSHIP CHANGES (OCT 1997)

(a) The Contractor shall make the following notifications in writing:

(1) When the Contractor becomes aware that a change in its ownership has occurred, or is certain to occur, that could 

result in changes in the valuation of its capitalized assets in the accounting records, the Contractor shall notify the 

Administrative Contracting Officer (ACO) within 30 days.

(2) The Contractor shall also notify the ACO within 30 days whenever changes to asset valuations or any other cost 

changes have occurred or are certain to occur as a result of a change in ownership.

(b) The Contractor shall--

(1) Maintain current, accurate, and complete inventory records of assets and their costs;

(2) Provide the ACO or designated representative ready access to the records upon request;

(3) Ensure that all individual and grouped assets, their capitalized values, accumulated depreciation or amortization, 

and remaining useful lives are identified accurately before and after each of the Contractor's ownership changes; and

(4) Retain and continue to maintain depreciation and amortization schedules based on the asset records maintained 

before each Contractor ownership change.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 15 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
The Contractor shall include the substance of this clause in all subcontracts under this contract that meet the 

applicability requirement of FAR 15.408(k). 

(End of clause)

52.216-18 ORDERING. (OCT 1995)

(a) Any supplies and services to be furnished under this contract shall be ordered by issuance of delivery orders or 

task orders by the individuals or activities designated in the Schedule. Such orders may be issued from date of award 

through 5 years from that date, if all options are exercised. 

(b) All delivery orders or task orders are subject to the terms and conditions of this contract. In the event of conflict 

between a delivery order or task order and this contract, the contract shall control.

(c) If mailed, a delivery order or task order is considered "issued" when the Government deposits the order in the 

mail. Orders may be issued orally, by facsimile, or by electronic commerce methods only if authorized in the 

Schedule.

(End of Clause)

52.216-19 ORDER LIMITATIONS. (OCT 1995)

(a) Minimum order. When the Government requires supplies or services covered by this contract in an amount of 

less than $200, the Government is not obligated to purchase, nor is the Contractor obligated to furnish, those supplies 

or services under the contract.

(b) Maximum order. The Contractor is not obligated to honor:

(1) Any order for a single item in excess of $5,000,000; 

(2) Any order for a combination of items in excess of $20,000,000; or

(3) A series of orders from the same ordering office within 365 days that together call for quantities exceeding the 

limitation in subparagraph (1) or (2) above. Note: This is not a Requirements Contract.

(c) If this is a requirements contract (i.e., includes the Requirements clause at subsection 52.216-21 of the Federal 

Acquisition Regulation (FAR)), the Government is not required to order a part of any one requirement from the 

Contractor if that requirement exceeds the maximum-order limitations in paragraph (b) above.

(d) Notwithstanding paragraphs (b) and (c) above, the Contractor shall honor any order exceeding the maximum 

order limitations in paragraph (b), unless that order (or orders) is returned to the ordering office within 3 days after 

issuance, with written notice stating the Contractor's intent not to ship the item (or items) called for and the reasons. 

Upon receiving this notice, the Government may acquire the supplies or services from another source.

(End of Clause)

52.216-22 INDEFINITE QUANTITY. (OCT 1995)

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 16 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
(a) This is an indefinite-quantity contract for the supplies or services specified, and effective for the period stated, in 

the Schedule. The quantities of supplies and services specified in the Schedule are estimates only and are not 

purchased by this contract.

(b) Delivery or performance shall be made only as authorized by orders issued in accordance with the Ordering 

clause. The Contractor shall furnish to the Government, when and if ordered, the supplies or services specified in 

the Schedule up to and including the quantity designated in the Schedule as the "maximum". The Government shall 

order at least the quantity of supplies or services designated in the Schedule as the "minimum".

(c) Except for any limitations on quantities in the Order Limitations clause or in the Schedule, there is no limit on the 

number of orders that may be issued. The Government may issue orders requiring delivery to multiple destinations 

or performance at multiple locations.

(d) Any order issued during the effective period of this contract and not completed within that period shall be 

completed by the Contractor within the time specified in the order. The contract shall govern the Contractor's and 

Government's rights and obligations with respect to that order to the same extent as if the order were completed 

during the contract's effective period; provided, that the Contractor shall not be required to make any deliveries 

under this contract after the date specified in the Task Order

(End of clause)

52.217-8 OPTION TO EXTEND SERVICES (NOV 1999)

The Government may require continued performance of any services within the limits and at the rates specified in the 

contract. These rates may be adjusted only as a result of revisions to prevailing labor rates provided by the Secretary 

of Labor. The option provision may be exercised more than once, but the total extension of performance hereunder 

shall not exceed 6 months. The Contracting Officer may exercise the option by written notice to the Contractor 

within 30 days.

(End of clause)

52.217-9 OPTION TO EXTEND THE TERM OF THE CONTRACT (MAR 2000)

(a) The Government may extend the term of this contract by written notice to the Contractor within 30 days; 

provided that the Government gives the Contractor a preliminary written notice of its intent to extend at least 60 days 

before the contract expires. The preliminary notice does not commit the Government to an extension.

(b) If the Government exercises this option, the extended contract shall be considered to include this option clause.

(c) The total duration of this contract, including the exercise of any options under this clause, shall not exceed 5 

years, exclusive of any extension in accordance with FAR 52.217-8. 

(End of clause)

52.223-9 ESTIMATE OF PERCENTAGE OF RECOVERED MATERIAL CONTENT FOR EPADESIGNATED ITEMS (MAY 2008)

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 17 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
(a) Definitions. As used in this clause--

Postconsumer material means a material or finished product that has served its intended use and has been discarded 

for disposal or recovery, having completed its life as a consumer item. Postconsumer material is a part of the broader 

category of “recovered material.”

Recovered material means waste materials and by-products recovered or diverted from solid waste, but the term does 

not include those materials and by-products generated from, and commonly reused within, an original manufacturing 

process.

(b) The Contractor, on completion of this contract, shall--

(1) Estimate the percentage of the total recovered material content for EPA-designated item(s) delivered and/or used 

in contract performance, including, if applicable, the percentage of post-consumer material content; and

(2) Submit this estimate to 127 CES/CEEM. 

(End of clause)

52.225-9 BUY AMERICAN ACT—CONSTRUCTION MATERIALS (FEB 2009)

(a) Definitions. As used in this clause--

Commercially available off-the-shelf (COTS) item— 

(1) Means any item of supply (including construction material) that is--

(i) A commercial item (as defined in paragraph (1) of the definition at FAR 2.101);

(ii) Sold in substantial quantities in the commercial marketplace; and

(iii) Offered to the Government, under a contract or subcontract at any tier, without modification, in the same form in 

which it is sold in the commercial marketplace; and

(2) Does not include bulk cargo, as defined in section 3 of the Shipping Act of 1984 (46 U.S.C. App. 1702), such as 

agricultural products and petroleum products.

Component means an article, material, or supply incorporated directly into a construction material.

Construction material means an article, material, or supply brought to the construction site by the Contractor or a 

subcontractor for incorporation into the building or work. The term also includes an item brought to the site 

preassembled from articles, materials, or supplies. However, emergency life safety systems, such as emergency 

lighting, fire alarm, and audio evacuation systems, that are discrete systems incorporated into a public building or 

work and that are produced as complete systems, are evaluated as a single and distinct construction material 

regardless of when or how the individual parts or components of those systems are delivered to the construction site. 

Materials purchased directly by the Government are supplies, not construction material.

Cost of components means--

(1) For components purchased by the Contractor, the acquisition cost, including transportation costs to the place of 

incorporation into the construction material (whether or not such costs are paid to a domestic firm), and any 

applicable duty (whether or not a duty-free entry certificate is issued); or

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 18 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
(2) For components manufactured by the Contractor, all costs associated with the manufacture of the component, 

including transportation costs as described in paragraph (1) of this definition, plus allocable overhead costs, but 

excluding profit. Cost of components does not include any costs associated with the 

manufacture of the construction material.

Domestic construction material means--

(1) An unmanufactured construction material mined or produced in the United States;

(2) A construction material manufactured in the United States, if--

(i) The cost of its components mined, produced, or manufactured in the United States exceeds 50 percent of the cost 

of all its components. Components of foreign origin of the same class or kind for which nonavailability 

determinations have been made are treated as domestic; or

(ii) The construction material is a COTS item.

Foreign construction material means a construction material other than a domestic construction material.

United States means the 50 States, the District of Columbia, and outlying areas.

(b) Domestic preference. 

(1) This clause implements the Buy American Act (41 U.S.C. 10a-10d) by providing a preference for domestic 

construction material. In accordance with 41 U.S.C. 431, the component test of the Buy American Act is waived for 

construction material that is a COTS item (See FAR 12.505(a)(2)). The Contractor shall use only domestic 

construction material in performing this contract, except as provided in paragraphs (b)(2) and (b)(3) of this clause.

(2) This requirement does not apply to the construction material or components listed by the Government as follows: 

to be specified on individual Task Orders.

(3) The Contracting Officer may add other foreign construction material to the list in paragraph (b)(2) of this clause 

if the Government determines that

(i) The cost of domestic construction material would be unreasonable. The cost of a particular domestic construction 

material subject to the requirements of the Buy American Act is unreasonable when the cost of such material exceeds 

the cost of foreign material by more than 6 percent;

(ii) The application of the restriction of the Buy American Act to a particular construction material would be 

impracticable or inconsistent with the public interest; or

(iii) The construction material is not mined, produced, or manufactured in the United States in sufficient and 

reasonably available commercial quantities of a satisfactory quality.

(c) Request for determination of inapplicability of the Buy American Act. (1)(i) Any Contractor request to use 

foreign construction material in accordance with paragraph (b)(3) of this clause shall include adequate information 

for Government evaluation of the request, including--

(A) A description of the foreign and domestic construction materials;

(B) Unit of measure;

(C) Quantity;

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 19 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
(D) Price;

(E) Time of delivery or availability;

(F) Location of the construction project;

(G) Name and address of the proposed supplier; and

(H) A detailed justification of the reason for use of foreign construction materials cited in accordance with paragraph 

(b)(3) of this clause.

(ii) A request based on unreasonable cost shall include a reasonable survey of the market and a completed price 

comparison table in the format in paragraph (d) of this clause.

(iii) The price of construction material shall include all delivery costs to the construction site and any applicable duty 

(whether or not a duty-free certificate may be issued).

(iv) Any Contractor request for a determination submitted after contract award shall explain why the Contractor 

could not reasonably foresee the need for such determination and could not have requested the determination before 

contract award. If the Contractor does not submit a satisfactory explanation, the Contracting Officer need not make a 

determination.

(2) If the Government determines after contract award that an exception to the Buy American Act applies and the 

Contracting Officer and the Contractor negotiate adequate consideration, the Contracting Officer will modify the 

contract to allow use of the foreign construction material. However, when the basis for the exception is the 

unreasonable price of a domestic construction material, adequate consideration is not less than the differential 

established in paragraph (b)(3)(i) of this clause.

(3) Unless the Government determines that an exception to the Buy American Act applies, use of foreign 

construction material is noncompliant with the Buy American Act.

(d) Data. To permit evaluation of requests under paragraph (c) of this clause based on unreasonable cost, the 

Contractor shall include the following information and any applicable supporting data based on the survey of 

suppliers:

 Foreign and Domestic Construction Materials Price Comparison

----------------------------------------------------------------------------------------------------------------

 Construction material description Unit of measure Quantity Price (dollars) \1\ 

----------------------------------------------------------------------------------------------------------------

Item 1

 Foreign construction material.... ....................... ....................... .......................

 Domestic construction material... ....................... ....................... .......................

Item 2

 Foreign construction material.... ....................... ....................... .......................

 Domestic construction material... ....................... ....................... .......................

----------------------------------------------------------------------------------------------------------------

Include all delivery costs to the construction site and any applicable duty (whether or not a duty-free entry certificate 

is issued).

List name, address, telephone number, and contact for suppliers surveyed. Attach copy of response; if oral, attach 

summary.

Include other applicable supporting information.

(End of clause)

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 20 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
52.236-1 PERFORMANCE OF WORK BY THE CONTRACTOR (APR 1984)

The Contractor shall perform on the site, and with its own organization, work equivalent to at least twenty-five 

(25%) percent of the total amount of work to be performed under the contract. This percentage may be reduced by a 

supplemental agreement to this contract if, during performing the work, the Contractor requests a reduction and the 

Contracting Officer determines that the reduction would be to the advantage of the Government.

(End of clause)

52.252-2 CLAUSES INCORPORATED BY REFERENCE (FEB 1998) 

This contract incorporates one or more clauses by reference, with the same force and effect as if they were given in 

full text. Upon request, the Contracting Officer will make their full text available. Also, the full text of a clause may 

be accessed electronically at this/these address(es):

www.arnet.gov/far http://farsite.hill.af.mil

(End of clause)

52.252-4 ALTERATIONS IN CONTRACT (APR 1984)

Portions of this contract are altered as follows:

None

(End of clause)

52.252-6 AUTHORIZED DEVIATIONS IN CLAUSES (APR 1984)

(a) The use in this solicitation or contract of any Federal Acquisition Regulation (48 CFR Chapter 1) clause with an 

authorized deviation is indicated by the addition of "(DEVIATION)" after the date of the clause.

(b) The use in this solicitation or contract of any Defense Federal Acquisition Regulation (48 CFR) clause with an 

authorized deviation is indicated by the addition of "(DEVIATION)" after the name of the regulation.

(End of clause)

252.211-7007 REPORTING OF GOVERNMENT-FURNISHED EQUIPMENT IN THE DOD ITEM UNIQUE 

IDENTIFICATION (IUID) REGISTRY (NOV 2008)

(a) Definitions. As used in this clause--

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 21 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
2D data matrix symbol means the 2-dimensional Data Matrix ECC 200 as specified by International Standards 

Organization/International Electrotechnical Commission (ISO/IEC) Standard 16022: Information Technology--

International Symbology Specification--Data Matrix.

Acquisition cost, for Government-furnished equipment, means the amount identified in the contract, or in the 

absence of such identification, the item's fair market value.

Concatenated unique item identifier means--

(1) For items that are serialized within the enterprise identifier, the linking together of the unique identifier data 

elements in order of the issuing agency code, enterprise identifier, and unique serial number within the enterprise 

identifier; e.g., the enterprise identifier along with the contractor's property internal identification, i.e., tag number is

recognized as the serial number; or

(2) For items that are serialized within the original part, lot, or batch number, the linking together of the unique 

identifier data elements in order of the issuing agency code; enterprise identifier; original part, lot, or batch number; 

and serial number within the original part, lot, or batch number.

Equipment means a tangible item that is functionally complete for its intended purpose, durable, nonexpendable, and 

needed for the performance of a contract. Equipment is not intended for sale, and does not ordinarily lose its identity 

or become a component part of another article when put into use.

Government-furnished equipment means an item of special tooling, special test equipment, or equipment, in the 

possession of, or directly acquired by, the Government and subsequently furnished to the Contractor (including 

subcontractors and alternate locations) for the performance of a contract.

Item means equipment, special tooling, or special test equipment, to include such equipment, special tooling, or 

special test equipment that is designated as serially managed, mission essential, sensitive, or controlled inventory (if 

previously identified as such in accordance with the terms and conditions of the contract).

Item unique identification (IUID) means a system of assigning, reporting, and marking DoD property with unique 

item identifiers that have machine-readable data elements to distinguish an item from all other like and unlike items.

IUID Registry means the DoD data repository that receives input from both industry and Government sources and 

provides storage of, and access to, data that identifies and describes tangible Government personal property.

Material means property that may be consumed or expended during the performance of a contract, component parts 

of a higher assembly, or items that lose their individual identity through incorporation into an end item. Material 

does not include equipment, special tooling, or special test equipment.

Reparable means an item, typically in unserviceable condition, furnished to the Contractor for maintenance, repair, 

modification, or overhaul.

Sensitive item means an item potentially dangerous to public safety or security if stolen, lost, or misplaced, or that 

shall be subject to exceptional physical security, protection, control, and accountability. Examples include weapons, 

ammunition, explosives, controlled substances, radioactive materials, hazardous materials or wastes, or precious 

metals.

Serially managed item means an item designated by DoD to be uniquely tracked, controlled, or managed in 

maintenance, repair, and/or supply systems by means of its serial number.

Special test equipment means either single or multipurpose integrated test units engineered, designed, fabricated, or 

modified to accomplish special purpose testing in performing a contract. It consists of items or assemblies of

equipment including foundations and similar improvements necessary for installing special test equipment, and 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 22 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
standard or general purpose items or components that are interconnected and interdependent so as to become a new 

functional entity for special testing purposes. Special test equipment does not include material, special tooling, real 

property, or equipment items used for general testing purposes, or property that with relatively minor expense can be 

made suitable for general purpose use.

Special tooling means jigs, dies, fixtures, molds, patterns, taps, gauges, and all components of these items, including 

foundations and similar improvements necessary for installing special tooling, and which are of such a specialized 

nature that without substantial modification or alteration their use is limited to the development or production of 

particular supplies or parts thereof or to the performance of particular services. Special tooling does not include 

material, special test equipment, real property, equipment, machine tools, or similar capital items.

Unique item identifier (UII) means a set of data elements permanently marked on an item that is globally unique and 

unambiguous and never changes, in order to provide traceability of the item throughout its total life cycle. The term 

includes a concatenated UII or a DoD recognized unique identification equivalent.

Virtual UII means the UII data elements assigned to an item that is not marked with a DoD compliant 2D data matrix 

symbol, e.g., enterprise identifier, part number, and serial number; or the enterprise identifier along with the 

Contractor's property internal identification, i.e., tag number.

(b) Requirement for item unique identification of Government-furnished equipment. Except as provided in paragraph 

(c) of this clause--

(1) Contractor accountability and management of Government-furnished equipment shall be performed at the item 

level; and

(2) Unless provided by the Government, the Contractor shall establish a virtual UII or a DoD recognized unique 

identification for items that are--

(i) Valued at $5,000 or more in unit acquisition cost; or

(ii) Valued at less than $5,000 in unit acquisition cost and are serially managed, mission essential, sensitive, or 

controlled inventory, as identified in accordance with the terms and conditions of the contract.

(c) Exceptions. Paragraph (b) of this clause does not apply to--

(1) Government-furnished material;

(2) Reparables;

(3) Contractor-acquired property;

(4) Property under any statutory leasing authority;

(5) Property to which the Government has acquired a lien or title solely because of partial, advance, progress, or 

performance-based payments;

(6) Intellectual property or software; or

(7) Real property.

(d) Procedures for establishing UIIs. To permit reporting of virtual UIIs to the DoD IUID Registry, the Contractor's 

property management system shall enable the following data elements in addition to those required by paragraph 

(f)(1)(iii) of the Government Property clause of this contract (FAR 52.245-1):

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 23 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
(1) Parent UII.

(2) Concatenated UII.

(3) Received/Sent (shipped) date.

(4) Status code.

(5) Current part number (if different from the original part number).

(6) Current part number effective date.

(7) Category code (``E'' for equipment).

(8) Contract number.

(9) Commercial and Government Entity (CAGE) code.

(10) Mark record.

(i) Bagged or tagged code (for items too small to individually tag or mark).

(ii) Contents (the type of information recorded on the item, e.g., item internal control number).

(iii) Effective date (date the mark is applied).

(iv) Added or removed code/flag.

(v) Marker code (designates which code is used in the marker identifier, e.g., D=CAGE, UN=DUNS, 

LD=DODAAC).

(vi) Marker identifier, e.g., Contractor's CAGE code or DUNS number.

(vii) Medium code; how the data is recorded, e.g., barcode, contact memory button.

(viii) Value, e.g., actual text or data string that is recorded in its human readable form.

(ix) Set (used to group marks when multiple sets exist); for the purpose of this clause, this defaults to ``one (1)''.

(e) Procedures for updating the DoD IUID Registry. The Contractor shall update the DoD IUID Registry at 

https://www.bpn.gov/iuid for changes in status, mark, custody, or disposition of items-- 

(1) Delivered or shipped from the Contractor's plant, under Government instructions, except when shipment is to a 

subcontractor or other location of the Contractor;

(2) Consumed or expended, reasonably and properly, or otherwise accounted for, in the performance of the contract 

as determined by the Government property administrator, including reasonable inventory adjustments;

(3) Disposed of; or

(4) Transferred to a follow-on or other contract.

(End of Clause)

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 24 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
252.236-7001 CONTRACT DRAWINGS AND SPECIFICATIONS (AUG 2000) 

(a) The Government will provide to the Contractor, without charge, one set of contract drawings and specifications, 

except publications incorporated into the technical provisions by reference, in electronic or paper media as chosen by 

the Contracting Officer.

(b) The Contractor shall--

(1) Check all drawings furnished immediately upon receipt;

(2) Compare all drawings and verify the figures before laying out the work;

(3) Promptly notify the Contracting Officer of any discrepancies;

(4) Be responsible for any errors that might have been avoided by complying with this paragraph (b); and

(5) Reproduce and print contract drawings and specifications as needed.

(c) In general--

(1) Large-scale drawings shall govern small-scale drawings; and

(2) The Contractor shall follow figures marked on drawings in preference to scale measurements.

(d) Omissions from the drawings or specifications or the misdescription of details of work that are manifestly 

necessary to carry out the intent of the drawings and specifications, or that are customarily performed, shall not 

relieve the Contractor from performing such omitted or misdescribed details of the work. The Contractor shall 

perform such details as if fully and correctly set forth and described in the drawings and specifications.

(e) The work shall conform to the specifications and the contract drawings identified on the following index of 

drawings:

Specified on individual Task Orders

(End of clause)

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 25 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
Section 00800 - Special Contract Requirements

SECTION 00800

SPECIAL MATOC CONTRACT REQUIREMENTS

SECTION 00800

SC1. PURPOSE AND SCOPE

1.1. The purpose of this Multiple-Award Task Order Contract (MATOC) is to provide horizontal construction 

services for a broad range of horizontal construction projects in support of National Guard Facilities in the State of 

Michigan, primarily in support of National Guard Facilities in/around Selfridge ANGB, Mi. Orders will generally 

include various Horizontal Construction, Repair and Maintenance projects but may also include Military 

Construction (MILCON) projects involving a variety of trades. Work performed under these contracts will include 

but not limited to the following general project categories: Horizontal Construction: Airfield and road/parking lot 

pavement, asphalt, concrete, joint repairs, full depth repairs and patching down to overlays and surface grinding and 

pavement marking; Drainage, erosions and sediment control, storm water collection systems, oil-water separators, oil 

water separator maintenance and retaining walls; Duct banks for communication and electrical and manholes, airfield 

lighting systems, exterior lighting, water and gas distribution systems; Sidewalks, curb and gutter, pavement 

landscaping and fencing. All will be in accordance with individual task order requirements, specifications and 

drawings provided with each project or master specifications.

1.2. As requirements develop, Requests for quotations/Proposals (RFQ/RFP) for Task Orders will be issued on a 

competitive or single source basis, at the Government's discretion. Task Orders will vary in size from $200 to 

$5,000,000 and will be awarded and issued by the individual task orders awarded and administered by duly 

appointed federal contracting officers. 

1.3. Upon award of the basic contract the contractor will be issued an initial task order for $200.00. Upon 

receipt of this order contractors shall submit their required Master Safety and Quality Control Plans to the 

Contracting Officer within 30 days. (See Section 00800 and 01000 for plan requirements.) Plans submitted with an 

offeror’s proposal are not considered as meeting this requirement. Upon notification that the submitted plans are 

deemed acceptable the contractor shall invoice for the initial order. In the event a contractor fails to submit the 

required plan(s) within 60 days of the order the Government reserves the right to unilaterally cancel the MATOC 

contract at no cost to the Government.

1.4. The Government reserves the right to issue additional solicitations and award additional contracts within the 

activities covered by this contract. In this event, new MATOC contractors, in accordance with the terms of their 

contracts, may compete for Task Orders with the Contractors selected under this solicitation. 

SC2. PERIOD OF SERVICE

2.1. Basic and Option Periods: 

2.1.1. Each contract will include a base period; not-to exceed (NTE) two years and three option periods 

(NTE one year each), for a total contract performance period NTE five years. 

2.1.2. Maximum value of all projects awarded under each MATOC contract will be limited to $20 

million in Task Orders per contract period (base year plus all option years). 

SC3. TASK ORDER LIMITATIONS (Reference FAR 52.216-19) 

3.1. Minimum Order. When the Government requires services covered by this contract in an amount less than 

$200 the Government is not obligated to purchase, nor is the Contractor obligated to furnish, those services under the 

contract. The minimum guaranteed task order amount for the entire contract period is $200 per IDIQ contract 

awarded and will be issued at time of the basic contract award. 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 26 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
3.2. Maximum Order. The maximum Task Order limitation is $5 million, excluding subsequent in scope 

modifications. The Government may combine several projects, as indicated by separate Statements of Work and 

individual line items, in one Task Order, as required. The Contractor is not obligated to honor:

(a) Any order for a single Task Order less than $200. 

(b) Any order for a single Task Order in excess of the limit authorized in the National Guard Federal 

Acquisition Regulations Supplement (NGFARS) (approved up to $5 million);

(c) A series of orders totaling more than $20 million. 

3.3. The Government at its option may in a rare case include projects exceeding $5 Million. However, 

contractors will not be obligated to compete for nor required to accept such task orders under the general terms of 

the contract.

3.4. This is not a requirements contract. 

SC4. ORDERING PROCEDURES FOR COMPETITIVE TASK ORDERS

4.1. Requests for Quotation/Proposals (RFQ)/ (RFP)

4.1.1. When the Government requires work under the MATOC, an RFQ or RFP will be issued, as appropriate, 

normally in the form of a letter “NOTICE OF PROPOSED TASK ORDER”. Projects will be of varying size and 

complexity. The request will include information such as a, statement of work, guide specifications, drawings, 

attachments, information pertaining to a site visit and any other requirements for submission (e.g. proposal 

requirements, price schedule, etc.). Project may include, but are not limited to, complete plans and specifications for 

all elements of work or limited specifications. When complete plans and specifications are not provided, the Master 

Specifications will apply for elements of work not addressed by a project specific specification.

4.1.2. The basis of award will be a conforming offer, the price or cost of which may or may not be the lowest. 

Past performance on work completed under these contracts, or work completed for the National Guard in the State of 

Michigan may be considered. In rare instances technical factors may be considered. The basis for award of each 

task order will be stated in the RFQ/RFP. 

4.1.2.1. When necessary, option line items will be included in the Task Order RFQ/RFP. The task order 

proposal/quote process is not an Invitation for Bid (IFB). Therefore, additive bid items (ABI) are not applicable to 

this process. However, work defined in the options of the task order RFP/RFQ is normally similar to ABIs common 

in the IFB process. 

4.2. Response to “NOTICE OF PROPOSED PROJECT “

4.2.1. Upon receipt of the notification from the Contracting Officer, the MATOC contractors should respond by 

attending the project on-site conference. The project on-site conference may be scheduled as early as two days from 

issuance of the “NOTICE OF PROPOSED TASK ORDER”, or 120 minutes under emergency conditions. 

4.2.2. Notification will normally be by email. MATOC contractors shall keep an up-to-date email address on 

file with the Contracting Officer at all times. Backup addresses are encouraged. Upon notification the contractor 

shall acknowledge receipt of the offering by return email. A Contracting Officer may make only one attempt to 

email a proposal offering to a MATOC contractor. No other means of notification will normally be used. The 

Government will not be responsible for lack of notification(s) for contractors who fail to maintain current 

email addresses, or acknowledge offerings. 

4.3. Task Order Competition

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 27 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
4.3.1. A wide variety of projects, determined by the contracting officer to be within the scope of this contract, 

will be offered to MATOC contractors for the purpose of providing a price or best value proposal. Individual Task 

Order awards on those projects will be based on competitive proposals received exclusively from MATOC 

contractors.

4.3.2. To satisfy the contracting agency’s Small Business Administration contracting goals/targets, the 

Contracting Officer may consider such factors as achievement of Section 8(a), Service Disabled Veteran Owned 

Business and HUB Zone goals/targets. Individual projects may be further set-aside for participation exclusively by 

all awardees in the specified socio-economic group. 

4.3.3. The emerging small business (ESB) reserve amount is currently $30,000. Projects with an estimated 

value equal to or less than the ESB reserve amount will be offered only to ESB contractors, with the exception of the 

initial Task Order, which will be issued to all awardees.

4.3.4. All eligible MATOC contractors, unless a task order is set-aside for ESB or other socio-economic group, 

within their awarded Areas of Consideration, will be provided a fair opportunity to compete for each project offered 

under this contract unless the following (FAR 16.505(b) (2)) exceptions apply. 

1) The agency’s need for the services or supplies is of such urgency that providing such opportunity to all such 

contractors would result in unacceptable delays;

2) Only one such contractor is capable of providing the services or supplies at the level of quality required 

because the services or supplies ordered are unique or highly specialized;

3) The task or delivery order should be issued on a sole source basis in the interest of economy or efficiency 

because it is a logical follow-on to an order already issued under the contract, provided that all awardees 

were given a fair opportunity pursuant to the procedures in this clause to be considered for the original 

order; or

4) It is necessary to place an order to satisfy a minimum guarantee. 

4.3.5. The Contracting Officer may consider such factors that the Contracting Officer, in the exercise of sound 

business judgment, believes are relevant to the placement of orders. 

4.3.6. Timely performance by a MATOC contractor is very important. Failure to prosecute the work 

diligently on a currently awarded task order will be cause for the Contracting Officer not to include the 

contractor in the competitive fair-opportunity pool for future task orders. When the contractor’s delinquency 

has been cured, it will be considered for competition in future task orders.

4.4. Response to “NOTICE OF PROPOSED TASK ORDER” 

4.4.1. MATOC contractors are expected to submit an offer on all projects offered. In the event a contractor is 

unable to submit an offer in response to a “NOTICE OF PROPOSED TASK ORDER”, hereafter referred to as 

RFQ/RFP, the Contractor shall notify the Contracting Officer electronically via e-mail. 

4.4.2. In the event a contractor fails to submit an offer on a reasonable number of projects offered, as 

determined by the contracting officer, the contracting officer will notify the contractor when their offer record 

indicates an unacceptable number of offerings. In the event the contractor fails to correct this situation, the 

Government reserves the right to unilaterally cancel the MATOC contract without further obligation. 

4.4.3. The Contractor will not be reimbursed for proposal preparation, attendance during negotiations, site 

visits, walk-through or other pre-Task Order costs. 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 28 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
4.5. Site Visits 

Offeror’s attendance at walk-through (site visits) is considered vital to preparation of competitive and cost-effective 

offers, and to understanding the total results desired by the Government. In some cases a walk-through may be 

determined mandatory in order for a contractor to submit a proposal. Such requirement will be stated in the 

RFQ/RFP. However, failure to attend walk-through may not be used as an excuse for omission or miscalculation in 

offers. 

4.6. Proposal Contents. 

4.6.1. The basis of award of each task order will be stated in the RFQ/RFP. Depending upon the requirements 

of each Task Order, the Contractor will typically provide a price proposal in response to an RFQ/RFP. Contractors 

shall respond within the number of calendar days stated in the RFQ/RFP by submitting a proposal to the Contracting 

Officer in accordance with requirements stated in the RFQ/RFP.

4.6.2. Proposal Pricing Schedules. The Government's payment for the items listed in the Pricing Schedules of 

individual Task Orders will constitute full compensation to the Contractor for-- (1) Furnishing all plant, labor, 

equipment, services, appliances, and materials; and (2) Performing all operations required to complete the work in 

conformity with the drawings and specifications. The contractor shall include in the prices for the items listed in the 

Pricing Schedule all costs for work in the specifications, whether or not specifically listed in the Pricing Schedule.

4.6.3. Deviations and Alternate Proposals. Offerors shall specifically identify all deviations from the minimum 

RFQ/RFP requirements in a cover letter in a section entitled "Alternate Proposal” or “Deviations." This requirement 

applies for all proposal revisions and Final Proposal Revisions. Proposed alternates/deviations shall specifically 

address in detail the alternate and rationale for proposing. Alternate solutions and deviations shall include separate 

pricing information. If an alternate/deviation is proposed, the work as specified in the solicitation must also be 

priced. 

4.6.4. The non-cost factors and price factors will vary depending on the unique requirements for each Task 

Order. In addition to price, the RFP/RFQ may indicate in the offering other factors (Past Performance and/or 

Technical considerations) that will be considered in the evaluation offer. 

4.6.4.1. Past Performance, within a five (5) year period, on previously awarded Task Orders under the 

MATOC or work on any awards completed for the National Guard in the State of Michigan may be considered. Past 

performance will be evaluated in terms of quality, timeliness, management effectiveness or other factors that the 

Contracting Officer determines to be relevant to award on a particular Task Order. In rare instances, technical factors 

may be considered. 

4.7. Task Order Evaluation Method and Procedures

4.7.1. The Government intends to select the most advantageous, responsive, and responsible proposal, price and 

other factors considered. Each RFQ/RFP will describe the criteria to be utilized in evaluating Task Order proposals. 

4.7.2. Discrepancies in the Evaluation of Offers Submitted in Response to RFQ/RFPs for Individual Task 

Orders

4.7.2.1. For the purpose of initial evaluations of offers proposed for individual Task Orders, the following

will be utilized in resolving arithmetic discrepancies found on the face of pricing schedule as submitted by the 

Offeror: (1) Obviously misplaced decimal points will be corrected; (2) Discrepancy between unit price and extended 

price, the unit price will govern; (3) Apparent errors in extension of unit prices will be corrected; (4) Apparent errors 

in addition of lump-sum and extended prices will be corrected.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 29 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
4.7.2.1.1. For purposes of price evaluation, the Government will proceed on the assumption that the 

Offeror intends the proposed price to be evaluated on basis of the unit prices, the totals arrived at by resolution of 

arithmetic discrepancies as provided above.

4.7.2.1.2. These correction procedures shall not be used to resolve any ambiguity concerning which 

price is low. 

4.7.3. Evaluation of Option Reference (FAR 52.217-5). When option line items are included in the Task Order 

RFQ/RFP, the Government will evaluate offers for the purpose of awarding Task Orders by adding the total price for 

all options to the total price for the basic requirement, unless specifically stated otherwise in the Task Order 

Offering. Evaluation of options will not obligate the Government to exercise the option(s). 

4.7.4. The right is also reserved to reject any and all offers.

4.8. Award Decision 

4.8.1. Whenever possible, award will be made without discussions. 

4.8.2. If discussions are required, each MATOC contractor will be requested to provide a final proposal 

revision, unless eliminated from discussions through the establishment of a competitive range. 

4.8.3. If the Contracting Officer determines that the number of proposals that would otherwise be in the 

competitive range exceeds the number at which an efficient competition can be conducted, the Contracting Officer 

may limit the number of proposals in the competitive range to the greatest number that will permit an efficient 

competition among the most highly rated proposals. 

4.8.4. Task Order award will be made based on the best value to the Government in accordance with the criteria 

described in the RFQ/RFP. When price is the only factor considered, award will be based on the lowest reasonable 

and realistic price received. Proposals unrealistically high or low in price, when compared to the Government 

estimate, and market conditions evidenced by other competitive proposals received, may be indicative of an inherent 

lack of understanding of the solicitation requirements and may result in proposal rejection without discussion.

4.8.5. The award will be a firm fixed-priced Task Order with a specific completion date or performance period. 

When Options are included in the Schedule, and the options(s) is not exercised at time of award, the Task Order will 

specify the number of days after notice to proceed for exercising the Options. Consideration in order completion will 

be made when specifying these days. Options when exercised shall not extend the original performance period of the 

Task Order. 

4.9. Task Order Issuance

4.9.1. Task Orders will be issued on DD Form 1155. Orders may be placed via mail, telephone, facsimile or 

electronic means. If mailed, a Task Order is considered "issued" when the Government deposits the order in the 

mail. Orders may be issued orally, by mail, by facsimile, or by electronic methods. 

The appropriate issuing, administration, and payment offices will be cited on each Task Order.

4.9.2. Plans and Specifications. The Contractor will be provided either an electronic copy of the Statement of 

Work or one paper copy of the Statement of Work (with pertinent supplemental specifications and construction 

drawings as applicable) upon issue of each Task Order. All further reproduction shall be at the Contractor's expense. 

The Government may provide these as hard copy or as electronic media, such as web postings, e-mail or CD ROM, 

at its option.

4.9.3. Notice to Proceed (NTP) will be issued separately after receipt of acceptable performance and payment 

bonds.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 30 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
SC5. ORDERING PROCEDURES FOR SOLE SOURCE ORDERS

5.1. In the event it becomes necessary to negotiate with one firm on a sole-source basis the following procedures 

will be used:

5.1.1. Circumstances Permitting Sole Source Orders. All MATOC Contractors will be given a fair opportunity 

to submit a proposal on projects unless the Contracting Officer determines:

1) An urgent need exists and seeking competition would result in unacceptable delay

2) Only one Contractor is capable at the level of quality required because the requirement is unique or highly 

specialized

3) A sole source is in the interest of economy and efficiency as a logical follow-on to an order already 

competed (e.g. site adapt a competed design)

5.1.2. Procedures for 100% Designed Projects or Design Build Projects. (Sole Source) An RFQ/RFP will be 

issued requiring a detailed cost proposal, in additional to other proposal submission requirements. Task Order 

negotiations will normally be conducted.

5.1.3. Requirement for Cost and Pricing Data (10 U.S.C. 2306a and 41 U.S.C 254b) (Sole Source Task Orders) 

5.1.3.1. Unless an exception applies, or a waiver has been granted, cost or pricing data is required at the 

threshold contained in FAR 15.403-4 (currently $650,000). When required, the contractor shall submit to the 

contracting officer the following in support of any proposal:

5.1.3.1.1. Cost or pricing data in the format designated by the Contracting Officer, and

5.1.3.1.2. Require any subcontractor or prospective subcontractor to submit to the prime contractor or 

appropriate subcontractor tier cost or pricing data in the format designated by the Contracting Officer.

5.1.3.1.3. A certificate of current cost or pricing data, in the format specified in FAR 15.406-2 

certifying that to the best of its knowledge and belief, the cost or pricing data were accurate, complete, and current as 

of the date of agreement on price or, if applicable, an earlier date agreed upon between the parties that is as close as 

practicable to the date of agreement on price.

SC6. ORDERING (REFERENCE FAR 52.216-18) 

6.1. Any services to be furnished under this contract will be ordered by issuance of Task Orders by the 

individuals or activities designated in this contract. Any Federal Contracting Officer, at the locations specified in the

solicitation, or as approved in writing by the issuing office Contracting Officer, is authorized to issue orders under 

the MATOC contracts within the individual’s warrant levels. A copy of each task order (DD Form 1155 only), and 

modification (SF 30 only with funding information) issued by agencies outside the issuing office shall be provided to 

the issuing contracting office at time of execution.

6.2. Task orders may be issued from date of contract award until the last day of the basic contract period and any 

options exercised. The total term of the contract and any options may not exceed five years. However, task orders 

issued during the contract period may be completed in accordance with the terms of the task order after the contract 

period has expired. 

6.3. All Task Orders are subject to the terms and conditions of this contract. In the event of conflict between a 

Task Order and this contract, the contract will control. The Government reserves the right to incorporate additional 

clauses, as appropriate, into individual Task Orders solicitations and awards.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 31 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
6.4. Protests. In accordance with FAR 16.505(a) (9), no protest under Subpart 33.1 is authorized in connection 

with the issuance or proposed issuance of an order under a task-order contract or delivery-order contract, except 

for—(A) A protest on the grounds that the order increases the scope, period, or maximum value of the contract; or 

(B) A protest of an order valued in excess of $10 million. Protests of orders in excess of $10 million may only be 

filed with the Government Accountability Office, in accordance with the procedures at 33.104.(ii) The authority to 

protest the placement of an order under this subpart expires on May 27, 2011. (10 U.S.C. 2304a(d) and 2304c(d), 

and 41 U.S.C. 253h(d) and 253j(d)).

6.5. Ombudsman. If the Contractor believes it was not fairly considered for a particular Task Order, the 

Contractor may present the matter to the Contracting Officer. The Contractor may appeal the explanation or decision 

of the Contracting Officer to the Ombudsman, who is COL Steven R. Barner, USPFO for Michigan, 3111 Saint 

Joseph Street, Lansing, MI 48913-5102, 517-483-5702. The Ombudsman will review the Contractor's complaint, 

and in coordination with the Contracting Officer, verify that the Contractor was afforded a fair opportunity to be 

considered for the Task Order.

SC7. OPTION FOR INCREASED QUANTITY ON TASK ORDERS

7.1. The Government may elect to make certain tasks option items, as described in RFP/RFQ, In this case, the 

Government may increase the quantity of work awarded on individual Task Orders by unilaterally exercising Option 

Item(s) within the period specified in the Task Order.

7.2. In the event the option is not exercised within the time period specified in the task order award, the parties 

may agree (Bilateral Agreement) to the option(s) provided that the exercising of said option(s) will not increase the 

contract performance period. 

7.3. Any option herein shall be considered to have been exercised at the time the Government deposits written 

notification to the Contractor in the mail, provides by facsimile, or electronic mail.

SC8. PROPOSED KEY PERSONNEL AND PROPOSED MINIMUM QUALIFICATIONS OF KEY 

PERSONNEL AND PROPOSED SUBCONTRACTORS. 

Any proposed key personnel, minimum qualifications for incoming or replacement key personnel, and subcontractors

will be considered incorporated by reference into the contract resulting from this solicitation and shall be limited to 

individuals, qualifications, and firms that were specifically identified in the proposal and/or agreed to during 

discussions, if held. The Contractor shall obtain the Contracting Officer's written consent before making any 

substitutions. 

SC9. GENERAL WAGE DECISIONS. 

Applicable Davis-Bacon wage rates or Service Contract Act wages will be identified for all Task Orders issued 

under this contract current as of the time of award of the task order. Wage Determinations may be found for DavisBacon at: http://www.wdol.gov

SC10. EVALUATION OF CONTRACTOR PERFORMANCE

10.1. In accordance with FAR 36.201(a) (1) (i), the Contractor's performance will be evaluated upon 

completion of each Task Order. Interim evaluations may be prepared at any time during contract performance when 

determined to be in the best interest of the Government. 

10.2. Contractors will be sent an email notice to review and comment, if appropriate, on the performance 

evaluations via a web based system. A contractor point of contact (POC), to receive notification of performance 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 32 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
evaluations, shall be identified at time of award of the basic contract. The POC must maintain a current email 

address on file with the Contracting Officer. In lieu of a contract POC, contractors may provide task order specific 

individuals to receive this information. Contracting Officers will be notified at the task order pre-construction 

meeting of any changes.

10.3. As of 01 November 2006 all DoD contractors are required to obtain a Public Key Infrastructure (PKI) 

certificate to access the CPARS/ACASS/CCASS applications. DoD contractors are required to purchase a 

certificate from an External Certificate Authority (ECA). The cost of the certificates is the sole responsibility of the 

Contractor and will not be reimbursed by the Government. Contractor must be proactive in obtaining certificates. If 

you have questions on obtaining PKI certificates, please visit http://www.cpars.csd.disa.mil/cparsmain htm

www.cpars navy.mil. 

SC11. ORDER OF PRECEDENCE (REFERENCE FAR 52.236-21)

11.1. MATOC Basic Contract. Any inconsistency in this solicitation or contract will be resolved by giving 

precedence in the following order:

1) Representations and other instructions,

2) Contract clauses,

3) Other documents, exhibits, and attachments, 

4) The specifications 

5) The drawings

11.2.The MATOC basic contract includes the standard contract clauses, and the individual Task Orders include 

added specifics and schedules current at the time of Task Order award. The Task Order contract consists of:

1) The solicitation in its entirety, including all drawings, cuts, and illustrations and any amendments, 

and

2) The successful offeror's accepted proposal. The Task Order constitutes and defines the negotiated 

agreement between the Contractor and the Government. No documentation will be omitted which 

in any way bears upon the terms of that agreement.

11.3.In the event of conflict or inconsistency between any of the provisions of a Task Order, including the 

Request for Proposal, Contractor's proposal, or Task Order deliverable, precedence will be given in the following 

order:

1) Betterments: Any portions of the accepted proposal, or any subsequent design or other submittal, which 

both conform to and exceed the provisions of the Request for Proposal. "Betterment" is defined as any 

product, component, or system, which exceeds the minimum requirements stated in the Request for 

Proposal.

2) The provisions of the solicitation: (See also Contract Clause: SPECIFICATIONS AND DRAWINGS 

FOR CONSTRUCTION) (See FAR 52.236-21)

3) Any design products including, but not limited to, plans, specifications, engineering studies and 

analyses, shop drawings, equipment installation drawings, etc. These are "deliverables" under the Task 

Order and must conform to or exceed all provisions of the Task Order, in order of precedence herein.

SC12. VALUE ENGINEERING CHANGE PROPOSALS

All value engineering change proposals (VECP’s) shall be submitted in accordance with the requirements of FAR 

52.248-3, Value Engineering – Construction. All VECP’s shall be submitted in three (3) copies. 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 33 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
SC13. LIQUIDATED DAMAGES (REFERENCE FAR 52.211-12) 

13.1.If the Contractor fails to complete the work within the time specified in a Task Order, or any extension, the 

Contractor shall pay to the Government as liquidated damages for each day of delay the amount shown in the Task 

Order for each calendar day until the work is completed.

13.2.If the Government terminates the Contractor's right to proceed, liquidated damages accrue until the work is 

completed. These liquidated damages are in addition to excess costs of repurchase under the termination clause. 

13.3.If the Government does not terminate the Contractor's right to proceed, the resulting damage will consist of 

liquidated damages until the work is completed or accepted.

13.4. For any number of Task Orders accomplished at one site for which delay costs are applicable at the same 

time, the total daily liquidated damages will be limited to the damages for one Task Order for each calendar day of 

delay except when separate additional damages are specified in an individual Task Order. These additional 

damages, if specified, shall be concurrent and cumulative and applied in addition to the basic liquidated damages 

noted in the Task Order. For any number of Task Orders at separate sites for which delay costs are applicable at the 

same time, the total daily basic liquidated damages shall be applied concurrent and cumulative. This will be 

calculated with each and any other delinquent Task Order for each calendar day of delay. If separate liquidated 

damages are specified in the Task Order, this amount will be separate from other task orders.

13.5.Exception to Liquidated Damage: In cases in which the Contracting Officer determines that completion of 

work is not feasible during the completion period(s) stated in the Task Order, such work will be exempted from 

liquidated damages.

SC14. WORK BY THE GOVERNMENT

The Government reserves the right to undertake performance by Government forces, for the same type or similar 

work as contracted herein, as the Government deems necessary or desirable, and to do so will not breach or 

otherwise violate this contract.

SC15. BID BONDS

Unless otherwise stated in the Notice of Proposed Task Order Request for Proposal, Bid Bonds are not required.

SC16. PERFORMANCE AND PAYMENT BONDS AND ALTERNATIVE PAYMENT PROTECTIONS 

FOR CONSTRUCTION CONTRACTS 

16.1. Performance and payment bonds shall be required, and the penal sum established, by each Task Order.

16.2. Payment Bond: (a) If an individual Task Order is priced at $30,000 or greater, penal sum shall be onehundred percent (100%) of order price.

16.3. Performance Bond: The penal sum of each Performance Bond shall equal one hundred percent (100%) of 

the price of each Task Order exceeding $100,000 placed hereunder.

16.4.Bonds and other payment protections shall be provided within 10 calendar days of award of a Task Order. 

Notice to Proceed will not be issued until the Contractor provides sufficient bonding to cover the work being 

performed.

SC17. INSURANCE - WORK ON A GOVERNMENT INSTALLATION (REFERENCE FAR 52.228-5) 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 34 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
17.1. Reference Contract Clause titled, “Insurance -Work on a Government Installation (FAR 52.228-5). 

Minimum Amount must be carried by MATOC awardees at all times, not just when there is an active Task 

Order. Kinds and minimum amounts are as follows:

KIND AMOUNTS (FAR 28.307-2)

Workmen’s Compensation $100,000 (see paragraph 19.2, below)

Comprehensive General Liability $500,000 per occurrence for bodily injury

Comprehensive Automobile Liability $200,000 per person and $500,000 per accident

for bodily injury and $20,000 for property

damage

(If applicable) $200,000 per person and $500,000 per occurrence 

Aircraft Public and Passenger for bodily injury, other than passenger

Liability liability and $200,000 per occurrence for

property damage; coverage for passenger 

liability bodily injury shall be at least 

 

$200,000 multiplied by the number of seats

$200,000 multiplied by the number of seats or 

passengers, whichever is greater.

17.2.Except in states with exclusive or monopolistic funds that do not permit workers’ compensation to be 

written by private carriers. 

17.3.The Contractor shall ensure the transporter and disposal facility have liability insurance in effect for claims 

arising out of the death or bodily injury and property damage from hazardous material/waste transport, treatment, 

storage and disposal, including vehicle liability and legal defense costs in the amount of $1,000,000 as evidenced by 

a certificate of insurance for General, Automobile, and Environmental Liability Coverage. Proof of this insurance 

shall be provided to the Contracting Officer.

17.4. NOTE: Before commencing work under this contract, the Contractor shall certify to the Contracting 

Officer, in writing, that the required insurance has been obtained. The policies referenced in the certification (s) 

shall contain an endorsement to the effect that any cancellation or any material change adversely affecting the 

Government’s interest shall not be effective (1) for such period as the laws of the state in which this contract is to be 

performed prescribe or (2) until 30 days after the insurer or the Contractor gives written notice to the Contracting 

Officer, whichever period is longer. The Contractor shall maintain a copy of proofs of required insurance, and shall 

make copies available to the Contracting Officer upon request. The Contractor shall maintain a copy of all 

subcontractors’ proofs of required insurance, and shall make copies available to the Contracting Officer upon 

request.

SC18. PERFORMANCE OF WORK BY THE CONTRACTOR (REFERENCE FAR 52.236-1)

18.1 (Applicable to Task Order issued on an unrestricted basis in excess of $1 million)

18.2 The Contractor shall perform on the site, and with its own organization, work equivalent to at least 25% of 

the total amount of work to be performed under the task order, or as specified in the task order proposal offering. 

The percentage may be reduced by a supplemental agreement to this contract if, during performing the work, the 

Contractor requests a reduction and the Contracting Officer determines that the reduction would be to the advantage 

of the Government.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 35 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
18.3 (Applicable to Task Order expected to exceed $100,000) For task orders set-aside for Emerging Small 

Business, 8(a) contractors, Disabled Service Veteran Business or HUBZone contractors the following applies: 

Reference 52.219-14 -- Limitations on Subcontracting.

 

SC19. PHYSICAL DATA (REFERENCE FAR 52.236-4) 

19.1. Data and information furnished within a Task Order or referred to below is for the Contractor's 

information. The Government will not be responsible for any interpretation of or conclusion drawn from the data or 

information by the Contractor. Physical Conditions: The indications of physical conditions on the drawings and in 

the specifications within a Task Order are the result of site investigations by test holes shown on the drawings.

19.2. Weather Conditions: Each offeror shall be satisfied before submitting his offer as to the hazards likely to 

arise from weather conditions. Complete weather records and reports may be obtained from any National Weather 

Service Office.

19.3. Transportation Facilities: Before submitting his offer, each offeror, shall make an investigation of the 

conditions of existing public and private roads and of clearances, restrictions, bridge load limits, and other 

limitations affecting transportation and ingress and egress at the job site. The unavailability of transportation 

facilities or limitations thereon shall not become a basis for claims for damages or extension of time for completion 

of the work.

19.4. Right-of-Way: The right-of-way for the work covered by these specifications will be furnished by the 

Government, except that the Contractor shall provide right-of-way for ingress and egress across private property 

where necessary to gain access to the job site. The contractor may use such portions of the land within the right-ofway not otherwise occupied as may be designated by the Contracting Officer. The Contractor shall, without expense 

to the Government, and at any time during the progress of the work when space is needed within the right-of-way for 

any other purposes, promptly vacate and clean up any part of the grounds that have been allotted to, or have been in 

use by, him when directed to do so by the Contracting Officer. The Contractor shall keep the buildings and grounds 

in use by him at the site of the work in an orderly and sanitary condition. Should the contractor require additional 

working space or lands for material yards, job offices, or other purposes, they shall obtain such additional lands or 

easements at their expense.

SC20. TIME EXTENSIONS FOR UNUSUALLY SEVERE WEATHER 

20.1. Unless specified otherwise in a task order, this paragraph specifies the procedure for the determination of 

time extensions for unusually severe weather. In order for the Contracting Officer to award a time extension under 

this clause, the following conditions must be satisfied:

20.1.1. The weather experienced at the project site during the contract period must be found to be unusually 

severe, that is, more severe than the adverse weather anticipated for the project location during any given month.

20.1.2. The unusually severe weather must actually cause a delay to the completion of the project. The delay 

must be beyond the control and without the fault or negligence of the contractor.

20.1.3. Weather delays will be based on National Oceanic and Atmospheric Administration (NOAA) or similar 

data for the project location and will constitute the base line for monthly weather time evaluations. The contractor’s 

progress schedule must reflect consideration of these anticipated adverse weather delays in all weather dependent 

activities.

20.1.4. Upon acknowledgment of the notice to proceed (NTP) and continuing throughout the contract, the 

contractor will record on the daily Contractor Quality Control (CQC) report, the occurrence of adverse weather and 

resultant impact to normally scheduled work. Actual adverse weather delays must prevent work on critical activities 

for 50 percent or more of the contractor’s scheduled workday.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 36 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
20.2. The number of actual adverse weather delay days shall include days impacted by actual adverse weather 

(even if adverse weather occurred in previous month), be calculated chronologically from the first to the last day of 

each month, and be recorded as full days. If the number of actual adverse weather delay days exceeds the number of 

days anticipated in accordance with the criteria previously described above, the Contracting Officer will convert any 

qualifying delays to calendar days, giving full consideration for equivalent fair weather work days, and issue a 

bilateral modification.

SC21. EPA ENERGY STAR

The Government requires that certain equipment be Energy Star compliant. Initially, the sole Energy Star 

requirement shall be the self-certification by the bidder that the specified equipment is Energy Star compliant. Within 

3 months of the availability of an EPA sanctioned test for Energy Star compliance, the Contractor shall submit all 

equipment upgrades and additions for testing and provide proof of compliance to the Government upon completion 

of testing. Testing shall be at the Contractor's expense.

SC22. TELEPHONE COMMUNICATIONS SECURITY MONITORING

All communications with DOD organizations are subject to communications security (COMSEC) review. 

Contractor personnel must be aware that telephone communications networks are continually subject to intercept by 

unfriendly intelligence organizations. The DOD has authorized the military departments to conduct COMSEC 

monitoring and recording of telephone calls originating from, or terminating at, DOD organizations. Therefore, 

civilian contractor personnel are advised that any time they place a call to, or receive a call from, a DOD 

organization, they are subject to COMSEC procedures. The contractor shall assume the responsibility for ensuring 

wide and frequent dissemination of the above information to all employees dealing with DOD information.

SC23. SECURITY REQUIREMENTS

23.1.The contractor shall comply with all security regulations imposed by the base/post commander and/or 

agency occupying the space where work is to be performed. Any necessary security clearances shall be obtained 

prior to commencement of work. 

23.2.It is expected that new security requirements to satisfy contractor personal identification requirements in 

Homeland Security Presidential Directive (HSPD-12), ''Policy for a Common Identification Standard for Federal 

Employees and Contractors,'' and Federal Information Processing Standards Publication (FIPS PUB) Number 201, 

''Personal Identity Verification (PIV) of Federal Employees and Contractors” will be enacted during the life of this 

contract. Contractor shall comply with all requirements, to included but not limited to use of Homeland Security 

Department’s E-Verify system to check employees' work eligibility at no additional cost to the Government. The EVerify program, which is jointly run by DHS and the Social Security Administration, allows employers to 

electronically submit Social Security numbers for new hires and existing employees. If there is a match, the 

employee is deemed eligible to work. If not, there are procedures for further assessments.

23.3.The contractor shall ensure that all parts of the facility where work is being performed are adequately 

protected against vandalism and theft.

SC24. AVAILABILITY OF FUNDS (REFERENCE FAR 52.232-18) 

The Government may request proposals for Task Orders for which funding is not currently available for the award. 

If funds fail to become available for the award of the project, the event shall not constitute a basis for equitable 

adjustment under this contract. If funds for a project become available after the expiration of the proposal 

acceptance period, the Government may request an extension of the contractor’s proposal acceptance period without 

further competition for the project or re-solicit the project at its option. If the proposal acceptance period is not 

extended by the contractor the project may be re-solicited.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 37 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
SC25. MILITARY REAL PROPERTY DATA – DD FORM 1354

25.1.Contractors shall furnish real property data to the Government for each new construction and/or renovation 

project awarded, unless otherwise notified. The real property data shall be furnished via DD Form 1354, Transfer 

and Acceptance of Military Real Property, or in a format prescribed on the DD Form 1354. The Contractor is 

responsible for accuracy of data current up to the time of submission.

25.2. For major renovation and/or complex projects, or those expected to exceed 12 months, the Contractor shall 

furnish real property data no less than on a quarterly basis. Frequency of submission shall be standard throughout 

the duration of the project. Contractors are advised to record information on the DD Form 1354 (or approved 

facsimile) as the project progresses due to the volume of data required to be furnished. Upon completion of the 

project, the Contractor shall furnish a final, comprehensive DD Form 1354. 

25.3. Unless specified otherwise in the task order, the DD Form 1354 normally accounts for five percent (5%) of 

the total task order amount. Therefore, 5% must be shown on the AF Form 3065 or similar breakdown of costs 

submitted for payment purposes. A lesser amount may be specified on a task order basis by the Contracting Officer. 

Upon acceptance of data by the real property specialist, the contractor may invoice for submission of real property 

data. 

25.4.Contractors should contact the task order contracting officer with questions pertaining to the DD Form 

1354. For construction data assistance, contractors may consult the engineer assigned to the project.

SC26. ADMINISTRATIVE MATTERS

26.1.The contracting office of the the127MSC Contracting Division, 43200 Maple Street, Building 105, 

Selfridge Air National Guard Base, MI is the office having administrative jurisdiction over this contract for all 

matters. Organizations outside of the issuing office of the basic contract will be responsible for the complete 

administration of Task Orders issued. 

26.2. A list of the names and telephone numbers of the Government team comprising the contract administrator, 

Contracting Officer’s Representative (COR), consultant, Defense Contract Management Agency (DCMA) 

administrator (if applicable), and point of contact at the project site will be provided at the post award conference 

and pre-construction conference for task orders. 

26.3. Only the Contracting Officer executing these contracts and the Successor Contracting Officer has the 

authority to modify the terms and conditions of the basic contracts.

26.4. All correspondence shall be addressed to the task order Contracting Officer, a copy of all correspondence 

shall be furnished to the contracting officer representative. Enclosures attached or transmitted with the 

correspondence shall also be furnished with an original and one copy. Each letter shall make reference to the 

contract name, contract number, task order number, and shall have only one subject.

26.5.The Contracting Officer will appoint a qualified Contracting Officer’s Representative (COR) for the 

purposes of technically administering the task order(s); however, all matters concerning this contract or resulting task 

orders, or any additional work ordered placed against a resulting task order must first be approved by the Contracting 

Officer. This in no way authorizes anyone other than the Contracting Officer to commit the Government to changes 

in terms of the contract or resulting task orders.

26.6. PAPERLESS CONTRACTING: The National Guard is fully committed to the Federal Government’s 

electronic commerce and paperless contracting initiatives. As such, it is anticipated that, to the maximum extent 

possible, Proposed Task Order Requests for Proposals, to include specifications and drawings may be issued using 

electronic methods, i.e., the internet, email, etc. In addition, task order distribution and correspondence will also be 

issued electronically using email, internet or other electronic methods. Contractors shall have and maintain capability 

to receive documents in this manner.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 38 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
26.7. It is anticipated that within the life of this contract other electronic processes will be enacted. These 

include, but are not limited to, electronic offers, and electronic invoicing. When implemented by the Contracting 

Officer, contractors shall participate fully in any of these new requirements at no additional cost to the Government. 

Failure to accommodate new processes may be cause for termination or non-consideration for future work.

SC27. SUBCONTRACTING PLAN

Any large business was required to submit a Subcontracting Plan in accordance with FAR 19.701 with their 

proposal. The large business contractor will compile a consolidated report at least semi-annually or when directed 

by the Contracting Officer when data is required for reporting purposes. 

SC28. INVOICES, INVOICING AND PAYMENT 

28.1. Properly prepared invoices, on designated invoices forms provided at the pre-construction meeting or 

AIAG702 or similar, bearing the contract number, will be submitted to the Contracting Office designated in the task 

order award. This submission will be for review prior to submitting an electronic invoice through Wide Area 

Workflow (WAWF). 

28.2.To meet compliance with DFARS 252.232-7003, Electronic Submission of Payment Requests, you shall 

submit your request for payment (invoice) through WAWF. For more information on the WAWF system, including 

how to register, visit the National Contracting Office website at: http://www nationalguardcontracting.org. Payment 

will be made by paying office specified in the task order in accordance with the clauses Payments under Fixed-Price 

Construction Contracts, FAR 52.232-5, and Prompt Payment for Construction Contracts, FAR 52.232-27.

28.3. All payments shall be made by electronic transfer of funds (EFT). 

28.4.The Government will make payment through WAWF upon satisfactory completion of work AND receipt of 

a proper certification for payment. 

28.4.1. Payment may be withheld unless all contractual requirements including but not limited to: 

RECEIPT OF PROPER WEEKLY PAYROLLS IAW DAVIS BACON REQUIREMENTS, Small Business 

Subcontracting Reports, have been timely received. 

28.5. All requests for payments through WAWF must include a Subcontractor Payment Register pursuant to FAR 

52.232-5 and a contractor’s certification that reads as follows:

I hereby certify, to the best of my knowledge and belief that – 

The amounts requested are only for performance in accordance with the specifications, terms and conditions of the 

contract; Payments to subcontractors and suppliers have been made for previous payments received under this task 

order, and timely payments will be made from the proceeds of the payment covered by this certification, in 

accordance with subcontract agreements and requirements of Chapter 39 of Title 31, United States Code; and this 

request for progress payments does not include any amounts, which the prime contractor intends to withhold or retain

from subcontractor or supplier in accordance with the terms and conditions of the subcontract. 

28.6. Final invoice shall not be submitted until Government acceptance of the completed project has been made 

in writing. Final invoice shall be submitted along with a Release of Claims and a State of Michigan tax clearance 

letter.

28.7.Content of Invoice. Requests for payment in accordance with terms of the contract shall consist of (1) The 

Contractor’s invoice showing, in summary form, the basis for arriving at the amount of the invoice; (2) The contract 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 39 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
performance statement which shall show, in detail, the estimated cost, percentage of completion, and value of 

completed performance; and (3) Updated progress and equipment delivery schedules.

28.8. Payments to the Contractor. Payments shall be subject to reduction for overpayments or increase for 

underpayments on preceding payments to the Contractor. Basis for the Contracting Officer’s consideration to allow 

progress payment for material delivered on the site (but not installed) and for completed preparatory work, as 

authorized under FAR 52.232-5 shall be (1) major high cost items and (2) long lead special order items. In the 

request for progress payment, such items shall be specifically identified in the Contractor’s estimates of work 

submitted for the Contracting Officer’s approval. At the time of invoicing, the amount billed shall be supported by 

documents establishing its value. Progress payment for material delivered on site but not installed, and for 

completed preparatory work as authorized under FAR 52.232-5 shall be specifically identified in the schedule of 

prices. Only approved items shall be eligible for progress payment. 

28.9. Obligation of Government Payments. The obligation on the Government to make payments required under 

the provisions of this contract will, at the discretion of the Contracting Officer, be subject to the following: (1) 

Reasonable deductions due to defects in material or workmanship; (2) Claims which the Government may have 

against the Contractor under or in connection with the contract; (3) Unless otherwise adjusted, repayment to the 

Government upon demand for overpayments made to the Contractor; and (4) Receipt of payroll data (to include 

prime and subcontractors) covering the period of performance of the invoiced amounts.

28.10. Payment of Bonds: A paid invoice is required before payment of bonds can be made. Contractor will list 

Bonds as a separate item on progress report and/or Schedule of Values.

28.11. Electronic Invoicing. The Government reserves the right to modify, at no cost to the Government, any of 

the procedures outlined in this special contract requirement to accommodate electronic invoicing procedures.

SC29. REGULATIONS

29.1.The contractor shall comply with all applicable Federal, State, Local, DOD, National Guard Bureau, Army 

and Air Force regulations pertaining to safety, traffic control and fire prevention. 

29.2.The contractor may use the Civil Engineering library, which contains most applicable Army and Air Force 

publications as well as some commercial project data information, or the Defense Procurement and Acquisition 

Policy website, http://www.acq.osd mil/dpap/, which has links for several other sites with available publications, 

forms and project data information. These may also be acquired from the Government Printing Office website, 

http://www.gpoaccess.gov/index html 

29.3.INSTALLATION REGULATIONS: The Contractor, his employees, and subcontractors shall become 

familiar with and obey the regulations of the installation, including fire, traffic, safety and security regulations while 

on the military installation. Those driving motor vehicles shall observe and obey all speed limits posted throughout 

the installation. Personnel should not enter restricted areas unless required to do so and only upon prior approval. 

All contractor employees and subcontractors shall carry proper personal identification with them at all times.

29.4.Contractor’s equipment shall be conspicuously marked for identification and parked or placed within 

approved areas only, out of the way of driveways, emergency access roads, and traffic.

SC30. TRANSPORTATION, HANDLING AND STORAGE

30.1.The contractor shall coordinate with suppliers and shippers to ensure that incoming materials are properly 

identified with the contractor’s name, contract number and project title. The contractor shall designate an authorized 

individual to be available to receive shipment. The Government will not provide storage other than that available at 

the project site.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 40 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
30.2. Storage of supplies, materials and equipment on the project site shall be accomplished in such a manner so 

as to prevent mechanical and climatic damage and loss due to vandalism or theft. Equipment temporarily removed in 

the performance of work and stored on the job site shall be stored and protected in accordance with previous 

paragraphs, and shall be replaced in a condition compatible with its original state. Security for equipment and 

material removed from the job site for temporary storage until reuse shall be the responsibility of the contractor.

SC31. CLEANUP AND DISPOSAL OF DEBRIS AND FILL MATERIALS

31.1. At the end of each workday, the contractor shall clean up the work and storage areas and stack all materials 

in a manner approved by the Contracting Officer or his designated representative. Upon completion of a project, the 

contractor shall ensure that all dirt, trash, and debris resulting from the construction operations are removed from the 

work area. Unless directed otherwise in the contract or by the Contracting Officer, disposal of debris shall be made 

at the contractor’s expense and shall be delivered to a state approved disposal site located off base. Debris shall not 

be left in such a manner that wind or other weather conditions can cause the debris to be scattered outside the work 

area (i.e., on nearby runways, ramps or taxiways).

31.2.The hauling and disposal of excess fill material including rock, gravel, sod, broken concrete or asphalt, 

plaster, etc., shall be the responsibility of the contractor. Disposal shall be in accordance with applicable state and 

local regulations.

SC32. SHOP DRAWINGS AND SUBMITTALS

The Contractor is responsible for preparation of all shop drawings, submittals, and as-builts for each Task Order in 

accordance with requirements contained therein.

SC33. MISCELLANEOUS CONTRACTOR REQUIREMENTS

33.1.CONTRACTOR STAFF AND EMPLOYEES

33.1.1. Prior to commencing on-site construction, the contractor shall provide the Contracting Officer with a 

telephone number and FAX number at which the contractor or his representative may be contacted at any time during 

regular working hours and an emergency number at which the contractor may be contacted in situations requiring 

immediate attention.

33.1.2. Supervision. The Government shall not exercise any supervision or control over the contractor 

employees performing services under this contract; such employees shall be accountable not to the Government, but 

solely to the contractor, who in turn is responsible to the Government. 

33.1.3. Contractor’s Employees. All work under this contract shall be performed in a skillful and workmanlike 

manner. The Contractor shall employ and utilize only experienced (or certified apprentice), responsible, and capable 

persons in the performance of work under this contract. All employees must be citizens of the United States or 

authorized aliens and shall be able to furnish proof of citizenship if asked to do so by the Contracting Officer. 

Regulations require federal contractors to use the Homeland Security Department’s E-Verify system to check 

employees' work eligibility. Only authorized Contractor personnel shall be admitted to the worksite at all times. 

The Contracting Officer may, in writing, require the contractor to remove from the job site, any employee the 

Contracting Officer deems incompetent, careless or otherwise objectionable

33.1.4. Superintendence. The contractor shall give his personal superintendence to the work or have a 

competent foreman or superintendent from his/her own staff, satisfactory to the Contracting Officer, at the work site 

while work is in progress, with authority to act on behalf of the contractor. The Contractor’s superintendent is 

responsible for maintaining and conducting the inspection system required by the contract.

33.1.5. Removal of Personnel. The Contracting Officer may require the Contractor to remove from the job 

those employees who endanger persons or property; those who manufacture, distribute, dispense, possess or use 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 41 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
controlled substances at the worksite (52.223-6, Drug-Free Workplace); and those whose continued employment 

under this contract is inconsistent with the interest of military security.

33.2.Liability. The Contractor hereby agrees to release the Government (to include its officers, enlisted 

personnel, agents, and employees) from any liability for any loss, damage, or injury sustained by the Contractor or 

his employees during the performance of this contract. The Contractor also agrees to indemnify the Government for 

any loss, damage, or injury to Government personnel or agents or other third parties, provided such loss to the 

Government is caused by the negligence of the Contractor or his personnel while performing this contract.

33.3. Parking of contractor vehicles shall be restricted to the contractor’s designed on-site area or the work area. 

The company name shall be prominently displayed on all construction vehicles parked on the job site.

33.4. Security of material storage areas on the job site shall be the responsibility of the contractor. The area shall 

be kept neat and orderly and free of debris. 

SC34. SAFETY/ACCIDENT REPORTING

34.1. Accident prevention and safety practices on contractual work under the jurisdiction of the Contracting 

Officer are the responsibilities of the contractor concerned.

34.2. Safety Plan. Within 30 days of award of the Basic MATOC Contract the contractor shall furnish to the 

Contracting Officer a Master Safety plan. Prior to mobilization of a Task Order the Contractor shall furnish, as a 

submittal, his safety plan applicable to the project. Furthermore, the Contractor shall brief all employees on proper 

safety and accident reporting. The Contractor shall provide all occupational health services to his employees. 

Contractor employees shall be instructed to notify the Contractor’s project manager of potential or existing 

occupational health hazards that require attention. The Contractor shall designate a person on his staff to manage the 

Contractor's safety and accident prevention program. This person will provide a point of contact for the Contracting 

Officer on matters of job safety, and shall be responsible for ensuring the health and safety of on site personnel.

SC35. SAFETY ASSURANCE – See also Section 01000 paragraph 1.17

35.1.Compliance with Regulations. All work including the handling of hazardous materials or the disturbance or 

dismantling of structures containing hazardous materials shall comply with the applicable requirements of 29 CFR 

1910/1926. Work involving the disturbance or dismantling of asbestos or asbestos-containing materials; the 

demolition of structures containing asbestos; and/or disposal and removal of asbestos, shall also comply with the 

requirement of 40 CFR, Part 61, Subpart A. All work shall comply with applicable state and municipal safety and 

health requirements. Where there is a conflict between applicable regulations, the most stringent shall apply. The 

Safety Manual is available at the following web site: 

http://www.usace.army mil/inet/usace-docs/eng-manuals/em385-1-1/toc.htm. 

35.2. Accident Notification/Report. In the event of a job-related accident, the Contractor shall immediately 

notify the Contracting Officer’s Representative (COR) and shall prepare a Report of Accident (DA Form 285 or 

equivalent) in quadruplicate and forward the original and two copies to the Contracting Officer or COR for 

forwarding to ANG Safety Officer for Air National Guard projects. The Contractor shall maintain an accident file 

for the life of the contract to include all accident reports. Any technical advice and assistance necessary in accident 

investigation and reporting may be requested from the respective Safety Office. Lost time injury is defined as "An 

injury resulting in a lost workday, not including the day of injury." 

SC36. SCHEDULING OF PRE-FINAL AND FINAL INSPECTIONS

36.1. Notification for Pre-final. The Contractor and the Government will jointly conduct a pre-final inspection 

prior to any final inspection. Request for the pre-final shall be made in writing to the Contracting Officer at least 5 

days prior to the desired date. 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 42 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
36.2. Pre-final Inspection. Discrepancies noted will be furnished by the Government inspector to the Contracting 

Officer. The Contracting Officer is responsible for furnishing a complete punch list, in writing, to the Contractor. 

Items noted on the punch list will be completed prior to scheduling a final inspection. As-builts, real property data, 

warranties, manuals, etc., may be turned-in at time of final inspection.

36.3. Notification for Final Inspection. When the Contractor is ready for final inspection, he shall request so in 

writing to the Contracting Officer or his duly authorized representative at least 2 days prior to the desired date.

36.4. Final Inspection. The final inspection will be performed with the Contractor by the Contracting Officer 

Representative (COR), consultant team, and/or representative of the using activity. Discrepancies noted will be 

corrected within the time specified by the Contracting Officer.

36.5.In the event the pre final or final inspection will be conducted by a Government contracted service, (A&E 

firm or other contracted individual) the Contractor may be held liable for travel and labor costs when the project is 

not sufficiently complete and the inspection must be rescheduled or an additional inspection is required. 

SC37. PERFORMANCE OF SERVICES DURING CRISIS DECLARED BY THE NATIONAL 

COMMAND AUTHORITY. (September 2002) APPLICABILITY OF THIS CLAUSE WILL BE STATED IN 

EACH TASK ORDER. 

Services determined to be essential for performance during crisis according to DoDI 3020.37 are plant operations, 

emergency and urgent work requests, disaster preparedness, emergency operations and infrastructure maintenance 

(including construction). The services provided by this contract have been designated as essential contractor 

provided services and must be continued during a crisis. The contractor shall continue providing service to all 

applicable ANG and Army TOC contracts in progress [for some services, 24 hours a day] until the crisis is over. 

The contractor shall ensure enough skilled personnel are available during a crisis for any operational emergency due 

to utility failure, damage control, and damage repair. A crisis management plan shall be submitted to the Contracting 

Officer within 10 calendar days after contract start date. The contractor shall identify essential personnel by 

submitting an essential personnel list to the Contracting Officer within 10 calendar days after contract start date. The 

list shall contain the individuals’ names, addresses, social security numbers, security clearances (if any), and duty 

title. 

END OF SECTION

SECTIONS 01000-01700

SECTION 01000

GENERAL REQUIREMENTS

WHERE THE FOLLOWING REQUIREMENTS DIFFER FROM REQUIREMENTS ESTABLISHED BY A 

SPECIFIC TASK ORDER, THE TASK ORDER REQUIREMENTS SHALL GOVERN.

1.01 SCOPE

a. The Contractor will be held responsible for all requirements described in the contract documents and 

task order documents and all work including that of his Sub-contractor, if any, shall be done in accordance with the 

contract documents and/or task order documents. Failure to familiarize himself with their requirements will not 

relieve the Contractor of his responsibility to comply.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 43 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
b. The organization of the specifications into divisions, sections, and articles, and the arrangement of the 

drawings shall not control the Contractor in dividing the work among Sub-contractors or in establishing the extent of 

the work to be performed by any trade.

1.02 WORK SCHEDULING

a. Normal base work hours for the Contractor will be between the hours of 7:15 AM through 4:00 PM for 

Selfridge ANG Base excluding Saturdays, Sundays, and Federal Holidays. Should the Contractor desire to work 

during periods other than above, he must notify the Contracting Officer three (3) working days in advance of his 

intention to work during other periods to allow assignment of additional inspection forces and for notification of fire, 

security and safety. When the Contracting Officer determines that they are reasonably available, he may authorize 

the Contractor to perform work during periods other than normal duty hours/days. However, if inspectors are 

required to perform in excess of their normal duty hours/days solely for the benefit of the Contractor, the actual cost 

of the inspection, at overtime rates, will be charged to the Contractor and will be deducted from the final payment of 

the Contract amount. (Note: If applicable, at time of award this paragraph will be modified to the negotiated 

schedule for this project).

 b. The following Federal legal Holidays are observed by are:

New Year's Day 1 January

Martin Luther's King's Birthday Third Monday of January

 President's Day Third Monday of February

 Memorial Day Last Monday of May

 Independence Day 4 July

 Labor Day First Monday in September

 Columbus Day Second Monday in October 

 Veteran's Day 11 November

 Thanksgiving Day Fourth Thursday in November

 Christmas Day 25 December

 c. NOTE: Any of the above holidays falling on a Saturday will be observed the preceding Friday, 

holidays falling on a Sunday will be observed on the following Monday.

 d. Prior to commencing work on the job initially, resumption of work after prolonged interruption (7 

calendar days or more), commencement of any warranty work, and upon completion of warranty work, the 

Contractor must notify the Contracting Officer (or his/her Contracting Officer’s Representative). When relocating to 

new sites, returning to sites for follow-up work on a phased work plan, notification to the Contracting Officer’s 

Representative is sufficient. Notification should be by personal contact; however, advance notification may be by 

telephone, or in writing, and should be accomplished sufficiently in advance to allow scheduling of inspection forces. 

The purpose of the above precautions is to ensure construction inspection and recording of work proceedings. 

e. The organization of the specifications into divisions, sections, and articles, and the arrangement of the 

drawings shall not control the Contractor in dividing the work among Sub-contractors or in establishing the extent of 

the work to be performed by any trade.

1.03 ENTRY TO BASE/ACCESS TO SITE

a. Locations to be serviced by the resulting contracts include posts and bases that are “closed” to the public, 

pursuant to Sec 21, Internal Security Act of 1950, 50 U.S.C. 797 and, as such, only those persons granted permission 

may enter. It is, therefore, required that control be exercised over Contractor personnel while working on the Base. 

To maintain this control, a listing of all Contractor personnel who will be working under the contract, must be 

submitted to the Contracting Officer prior to the start of work under the contract. The preferred method of 

providing this list is via email, to the contract administrator, unless notified otherwise. The listing shall include, but 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 44 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
not limited to: contract number, project number, employee name, and the estimated starting and ending date of each 

employee. Subsequent listings of all additions or deletions will be submitted as employees are hired or released.

 b. During construction, the Contractor shall permit base personnel access to the facilities within the work area. 

The Contractor shall provide protection to persons and property throughout the progress of the work.

 c. In the event of a declared National Emergency the Contracting Officer may be required to stop work on this 

contract for security reasons. Contractor shall ensure the Contracting Officer has a current “Off Duty” contact name 

and telephone number at all times to facilitate notification. 

 d. The Contractor shall be responsible for compliance with all regulations and orders of the Commanding 

Officer of the Military Installation, respecting identification of employees, movements on installation, parking, truck 

entry, and all other military regulations, which may affect the work. Special requirements will be identified in the 

statement of work for an individual task order.

 e. The work under this Contract may be performed at an operating Military Installation with consequent 

restrictions on entry and movement of nonmilitary personnel and equipment.

 f. The Military Installation may have specific requirements, which will be identified by the Individual Task 

Orders.

 g. The contractor shall inform all personnel working under its jurisdiction (including subcontractor and visiting

supplier personnel) that access to areas outside of the immediate work area, excluding direct haul and access routes, 

contracting and COR and point of supply and storage is prohibited. Circulation of said personnel will be limited to 

official business only. Persons in violation of the above may be apprehended and turned over to the appropriate 

authorities.

1.04 UNAUTHORIZED PERSONNEL

The Contractor shall inform all personnel working under his jurisdiction (including sub-contractor and visiting 

supplier personnel) that access to areas outside of the immediate work area excluding, direct haul and access routes, 

contracting and Civil Engineering offices and point of supply and storage is prohibited. Circulation of said 

personnel will be limited to official business only. Persons in violation of the above will be apprehended and 

appropriately disciplined.

1.05 INSPECTION OF SITE

a. The Contractor shall be responsible for the complete coordination and proper relation of the work of all 

trades. Reference Contract Clauses FAR 52.236-3, “Site Investigation and Conditions Affecting the Work” and FAR 

52.236-8, “Other Contracts”.

b. No allowances or extra construction on behalf of any Contractor will be permitted subsequently by 

reason of error or oversight on the part of the sub-contractor, or on account of interferences by the activities of the 

owner or others. Reference Contract Clause FAR 52.236-3, “Site Investigation and Conditions Affecting the Work”.

c. All dimensions shown on the drawings are based on “as-built” record drawings and, to the extent 

possible, accurately represent existing conditions; however, there may be some variance between existing conditions 

and contract drawings. The Contractor is responsible for verifying all dimensions and for reporting to the 

Contracting Officer any discrepancies that may affect performance of the work represented by contract drawings and 

specifications. Reference Contract Clause DFARS 252.236-7001 “Contract Drawings, Maps, and Specifications”.

1.06 CORRELATION OF DRAWINGS, SPECIFICATIONS AND CONTRACTS

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 45 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
The specifications, Contract and the accompanying Drawings are intended to describe and provide for a 

complete, new and usable facility. They are intended to be cooperative and what is called for by one shall be as 

binding as if called for by all. The Contractor will understand that the work herein described shall be complete in 

every detail, not withstanding every item necessarily involved is not particularly mentioned, and the Contractor shall 

be held to provide all labor and material for the entire completion of the work intended to be described and shall not 

avail himself of any manifestly unintentional error or omission, should any exist. Should any error or inconsistency 

appear in the Drawings or Specifications, the Contractor, before proceeding with the work, shall make mention of 

same to the Contracting Officer for proper adjustment, and in no case shall he proceed with the work in uncertainty. 

Reference Contract Clause DFARS 252.236-7001, “Contract Drawings, Maps and Specifications”.

1.07 REPORT OF ERROR AND DISCREPANCIES

a. The Contractor shall be responsible for any and all discrepancies in work due to failure to obtain 

dimensions and investigate conditions at the building before fabrication and installation.

b. The Contractor shall bear all costs in replacing all materials and labor due to not observing the above 

paragraph and such replaced materials shall meet the approval of the Contracting Officer.

c. The Contractor shall promptly notify the Contracting Officer in writing of any discrepancies.

d. Reference Contract Clauses FAR 52.236-21, “Specifications and Drawings for Construction”. FAR 

52.246-12 “Inspection of Construction”, and DFARS 252.236-7001, “Contract Drawings, Maps and Specifications”.

e. Any proposed changes to the specifications by the Contractor must be submitted in writing to the 

Contracting Officer for approval prior to implementation.

1.08 DIVISION OF WORK

 a. The various divisions of the Specifications shall not be considered as negotiations of the material and labor 

involved. The arrangement and order of these divisions have been made for convenience only, and it is not the 

intent, nor shall it be so construed, a particular trade or sub-contractor must perform that work included in any one 

division.

 b. Any item mentioned under any division heading must be supplied even though it is not specified under the 

heading for the respective work, but is shown on the Drawings. No claims for extras arising out of real or alleged 

error in such arrangement or order of the various divisions will be given consideration

 c. The organization of the specifications into divisions, sections, and articles, and the arrangement of the 

drawings shall not control the Contractor in dividing the work among Sub-contractors or in establishing the extent of 

the work to be performed by any trade. 

 d. Reference Contract Clause FAR 52.236-21, “Specifications and Drawings for Construction”.

1.09 METHOD OF CARRYING ON THE WORK

a. All work under the Contract shall be arranged and carried on in such a manner as to complete work in the 

least possible time. The Contractor shall consult with the Contracting Officer as to methods or sequence of carrying 

on the work. A definite program of work shall be arranged before starting. Reference Contract Clause FAR 52.236-

15, “Schedules for Construction Contracts”.

b. Activities in the vicinity of this project may be kept in full or partial operation during construction. The 

Contractor shall coordinate with the Contracting Officer and schedule construction activities. Reference Contract 

Clause FAR 52.236-8, “Other Contracts”.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 46 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
1.10 STANDARDS OF MANUFACTURE

a. All recognized regulatory/code standards shall be the latest published edition prior to the date of release 

for bid/proposal of the contract documents.

b. For purpose of establishing the standard of construction and the requirements to be met in the work of all 

divisions, the drawings and these specifications are based on the use of products hereinafter specified, adapted to the 

installation as required to meet the condition.

c. Where brand names are shown, these names are intended to describe a quality of product, and in no way 

are intended to limit products of equal quality. Therefore, products of other manufacturers may be employed for this 

work provided they are equivalent materials and construction and equally adaptable to the conditions as approved by 

the Contracting Officer. Reference Contract Clause FAR 52.236-5, “Materials and Workmanship”.

1.11 MEANING OF APPROVED, DIRECTED, ETC.

“Approved”, “Directed”, “Required”, “Applicable”, or words of like or similar effect, when used in the 

specifications shall be interpreted to mean “Approved By”, “Directed By”, etc., the Contracting Officer unless 

otherwise specifically stipulated.

1.12 MISPLACED MATERIALS

Any material that is deposited elsewhere than areas designated as approved by the Contracting Officer shall 

be re-handled and deposited where directed. No payment will be made for re-handling such material. The 

Contracting Officer will notify Contractor of any noncompliance with the foregoing provisions.

1.13 COMPLIANCE WITH CODES AND REGULATIONS

a. All work shall be done in accordance with the applicable codes and/or ordinances in force at the time of 

construction. It is the Contractor’s responsibility to insure that where EPA, DEQ or other such regulations control 

the removal, handling, installation or disposal of materials, they shall be strictly adhered to whether or not 

specifically referenced in the construction documents.

b. Contractor shall have data sheets available at the site on any materials used to comply with Michigan and 

federal OSHA, and EPA. Reference Contract Clause FAR 52.223-3, “Hazardous Material Identification and 

Material Safety Data”.

1.14 MATERIAL TESTING BY NATIONAL LABORATORIES

a. Electrical materials and equipment shall be new and bear the UL label or be listed in UL Electrical 

Construction Materials Directory or Electrical Appliance and Utilization Equipment Directory, wherever standards 

have been established by the agency.

b. The Contractor shall submit proof that the material or equipment, which he proposes to furnish under this 

specification, conforms to the standards of Underwriters’ Laboratories. The label of Underwriters Laboratories (UL) 

shall be accepted as conforming to this requirement.

c. In lieu of the label, the Contractor may submit a written certification from any recognized testing agency, 

adequately equipped and competent to perform such services, that the material or equipment has been tested and 

conforms to the standards, including the methods of testing used.

1.15 KEYS 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 47 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
The Contractor shall be responsible for any Government-owned keys that have been issued to him for access to 

facilities or areas pertinent to this contract.

Upon completion of the work in an area, or upon request of the Contracting Officer, the key or keys relevant to the 

area shall be returned immediately. Keys shall be returned prior to final task order payments.

Should the Contractor Lose a Key: The Contractor shall notify the Contracting Officer, immediately and in writing, 

but not later than one (1) working day after he is aware of the loss. Should the key not be found before final 

acceptance, the final contract payment shall be reduced by the replacement cost for each key not returned and, if 

required by the Contracting Officer, any re-keying costs and cost of any other damages suffered by the Government.

1.16 CONSTRUCTION SCHEDULING, WORK PROGRESS AND PREPARATION OF PROGRESS 

SCHEDULES AND REPORTS

1.16.1 The instructions for preparation and submittal of the Contractor-prepared Network Analysis System or 

Construction Progress Charts and Status Reports will be discussed at the Task Order preconstruction meeting.. 

1.16.2 A weekly meeting may be held between the Contractor, COR and Contracting Officer, if necessary, to 

discuss work progress, problems and potential change orders. Contractors shall attend these meetings at no 

additional cost to the Government. Prior to specific work elements of a project, the contractor shall confer with the 

COR and agree on a sequence of procedures and means of access to premise and buildings; space for storage of 

materials and equipment; delivery of materials and use of approaches, use of corridors, stairways and similar means 

of passage. 

1.16.3 Furniture and portable office equipment in the immediate area will be moved by the contractor to a location 

designed by the COR and replaced to its original position, or an alternate location as determined by the COR, upon 

completion of the work. Schedules for movement of furniture and equipment and delivery of materials shall be 

incorporated in the progress schedule and shall be made with a minimum of interference to Government operations 

and personnel. So far as practicable, the work shall be completed by section and confined to limited areas. 

Coordination with the COR and the user activity shall be accomplished at least three days in advance.

1.16.4 For task order with performance period of 60 calendar days or more, or at the direction of the Contracting 

Officer, and in accordance with FAR Clause “Schedules for Construction Contracts” (April 1984), the contractor 

shall, within five days after work commence on the contract or another period of time determined by the Contracting 

Officer, prepare and submit to the Contracting Officer for approval three copies of practicable schedule shown the 

order in which the Contractor proposes to perform the work, and the dates on which the Contractor contemplates 

starting and completing the several salient features of work. The schedule shall be on an AF Form 3064, Contract 

Progress Schedule or acceptable substitute. The work shall be scheduled so that, upon the start of construction, 

work progresses in a continuous and diligent manner. A schedule that does not reflect steady and reasonable 

progress throughout the construction period will be rejected. In accordance with FAR 36.515; “Schedules for 

Construction Contracts” (April 1984), weekly progress reports, submitted on AF Form 3065, or acceptable 

substitute, Contractor Progress Report, are required for both the contractor and the Contracting Officer’s 

Representative (COR) covering the period from notice to proceed through final inspection.

1.16.5 Additionally, the Contractor is to provide a project plan in any approved CPM format to define work tasks 

and track progress for task orders in excess of $1,000,000.00, and/or when otherwise directed by the Contracting 

Officer at any dollar value. At least five days prior to work initiation, the contractor is to provide the Contracting 

Officer hardcopy AF form 3064, Contract Progress Schedule, and a formatted diskette copy, or e-mail file copy, of 

the plan (CPM) usable with of Microsoft Project (latest version). Additionally, the (CPM) is to have a cost per task 

field for each task – this is commonly called line item cost. No work is to start until there is written approval from 

the Contracting Officer that the plan is approved. 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 48 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
1.16.6 For task order with a performance period of less than 60 calendar days, no progress schedule or contractor 

progress reports will be required unless directed by the Contracting Officer. A weekly progress report in a format 

acceptable to the Contracting Officer shall be provided to the COR until final inspection.

1.16.7 The Contractor shall prepare a work progress schedule required for completion of each of the various 

divisions of work, unless the exception in paragraph e above applies. Updated CPM plans and Form 3064 (hardcopy 

and formatted diskette, or e-mail file copy) shall be provided by the contractor on a (to be indicated per project) 

basis, unless otherwise directed by the Contracting Officer, showing work progress, at the beginning of the 

workweek. If there are possible deviations from the original plan, those are to be noted and approved by the 

Contracting Officer before work changes are implemented. The schedule shall be submitted to the Contracting 

Officer, in the number of copies as directed prior to start of construction. Reference Contract Clause FAR 52.236-

15, “Schedules for Construction Contracts”. The reports contemplated by the clause herein titled "Schedules for 

Construction Contracts" shall be accomplished on and in accordance with instructions pertaining to AF Form 3064, 

"Contract Progress Schedule" and AF Form 3065, "Contract Progress Report." 

1.17 SAFETY ASSURANCE

a. Compliance with Regulations. All work including the handling of hazardous materials or the disturbance 

or dismantling of structures containing hazardous materials shall comply with the applicable requirements of 29 CFR 

1910/1926. Work involving the disturbance or dismantling of asbestos or asbestos-containing materials; the 

demolition of structures containing asbestos; and/or disposal and removal of asbestos, shall also comply with the 

requirement of 40 CFR, Part 61, Subpart A. All work shall comply with applicable state and municipal safety and 

health requirements. Where there is a conflict between applicable regulations, the most stringent shall apply.

 b. Contractor Responsibility. The Contractor shall assume full responsibility and liability for 

compliance with all applicable regulations pertaining to the health and safety of personnel during the execution of 

work. The Government shall not be held liable for any action on the part of the Contractor, his employees or Subcontractor, which result in illness, injury or death.

 c. Crawl spaces and attics are to be treated as confined space entry. Contractor must follow 29CFR 1910.146 

and use Air Force Form 1024 when making an entry. NOTE: A confined space does not include areas above 

suspended acoustical tile ceiling.

 d. Where an employee can fall more than 6 feet, a fall protection system must be used; 29 CFR 1926.500 

stipulates where this occurs and the different types of fall arrest systems.

 e. When the Contractor is working in buildings that are occupied by Government personnel, the Contractor 

must provide Material Safety Data Sheets (MSDS) to the Contracting Officer before they begin the work.

 

 f. All references to protection of the site and adjacent buildings when trenching, shall include protection of all 

employees also.

 g. Inspections, Tests and Reports. The required inspections, tests and reports made by the 

Contractor, Sub-contractor, specially trained technicians, equipment manufacturers and other as required, shall be at 

the Contractor’s expense.

 h. Materials and Equipment. Special facilities, devices, equipment, clothing and similar 

items used by the Contractor in the execution of work shall comply with applicable regulations.

 i. Traffic Control Devices. The Contractor shall comply with the recommendations contained in 

Part 6 of the U. S. Department of Transportation, Federal Highway Administrations “Manual on Uniform Traffic 

Control Devices”, 2003 edition with Revision 1, available at http://mutcd fhwa.dot.gov/, to ensure proper warnings 

to motorists and adequate traffic control. The Contractor shall provide all warning lights, barricades and other traffic 

control devices and signs.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 49 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
1.18 INSPECTIONS AND TESTS

Inspections and tests are for the sole benefit of the Government and shall not relieve the Contractor of the 

responsibility of providing quality control measures to ensure that the work strictly complies with the contract 

requirements. No inspection or test by the Government shall be construed as constituting or implying acceptance. 

Reference Contract Clause FAR 52.246-12, “Inspection of Construction”.

1.19 QUALITY CONTROL/TESTS Also See Section 01451

a. Where work is specified to be in conformity with Standard Specifications of the American Society for 

Testing Materials (ATSM), or with Federal specifications or with specifications of well known recognized technical 

and trade organizations, but no tests are specifically stipulated in connection herewith, the Contractor shall furnish 

and pay for any tests or certifications required by the Contracting Officer to show that the proposed materials meet 

with the applicable requirements.

b. The Contractor shall submit a written certification from any recognized testing agency, adequately 

equipped and competent to perform such services, that the material or equipment has been tested and conforms to the 

standards, including the methods of testing used.

c. Wherever testing or analysis of material is required, such testing unless otherwise noted will be made at 

the Contractor’s expense.

d. Subsequent testing of those materials that fail to meet specifications will be accomplished by the 

Contractor at no cost to the Government.

e. Contractor Quality Control (CQC) Program: The Contractor shall provide and maintain an effective 

quality control program in accordance with the contract. Within ten (10) days of the award of the task order, the 

Contractor shall provide three (3) copies of the task order CQC plan to the Contracting Officer This document, as a 

minimum, shall include name and address of the independent testing agency and the responsible principal with the 

firm; a summary of QC tests required by the specification and to be provided by the testing agency; and typical daily 

reports forms to be used for this project. The plan shall also indicate organizational procedures to immediately 

notify the Contracting Officer or his/her representative of test results in noncompliance with the specification and 

recommendations on correction. The testing agency must be an independent company and not owned or partially 

owned by the Contractor or any relation or employee of the Contractor.

f. Samples used for testing shall be selected as specified for the various tests elsewhere in the specifications 

but in every case the method of selecting samples and the location for selection shall be as approved by the 

Contracting Officer.

g. Tests shall be made in accordance with the specified testing procedures and/or methods and otherwise as 

required to provide compliance with all contract requirements. Tests shall be made by independent, commercial 

testing laboratories approved in writing by the Contracting Officer.

h. Results of all tests shall be recorded on certified test reports of the commercial testing laboratories. 

Reports shall include a statement that the materials tested do or do not meet the requirements of the Contract 

specifications. Six copies of all reports shall be forwarded directly to the Contracting Officer for approval within 

five (5) days of the actual performance of the test. The testing agency shall immediately notify (verbally) the 

Contracting Officer of any tests that indicate failure to meet the contract requirements.

 i. Any item, for which test reports show failure to meet all Contract requirements shall be retested as often as 

required to show full compliance with Contract requirements, at the Contractor’s expense.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 50 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
1.20 WARRANTY

a. In addition to the specific guarantees required by the specifications for certain portions of the work to be 

performed under this Contract, the Contractor shall furnish a written warranty for all of the work to be performed 

under this Contract, against defects in materials or workmanship for a period of one (1) year from the date of final 

acceptance of the completed work by the Government.

b. All work including workmanship, material, and equipment (other than Government furnished equipment) 

shall be warranted for the full period of standard manufacturer’s warranty, but in no case shall be warranted for a 

period of less than one (1) year upon notice from the Contracting Officer of any failure during this warranty period, 

the part or parts shall be replaced promptly with new parts by and at the expense of the Contractor. Whenever the 

manufacturer of a piece of equipment supplied by the Contractor customarily provides a warranty covering the 

equipment, the Contractor shall promptly turn over such to the Contracting Officer.

c. Upon completion, the Contractor shall provide the Contracting Officer with five (5) bound sets 

containing maintenance, repair and operating instructions and parts lists for each piece of installed equipment.

d. Reference Contract Clause FAR 52.246-12, “Inspection of Construction” and FAR 52.246-21, “Warranty 

of Construction”.

1.21 CUTTING AND REPAIRING

a. Unless otherwise specified hereinafter, the Contractor shall do all necessary cutting, drilling, fitting and 

patching of work and corresponding work that may be required to make several parts come together and fit it to 

receive, or be received, by work of other trades shown upon, or reasonably implied, by the Drawings and 

Specifications for the completed project. Reference Contract Clause FAR 52.246-12, “Inspection of Construction”.

 b. The Contractor shall be held responsible for all cutting, replacement, and repairing of work that is due to 

faulty workmanship and which is not specifically covered by specifications for trades which are affected. He will 

also be held responsible for providing, without extra cost to the Government, any small incidental items which are 

not specifically mentioned in trade specifications, but which are necessary to complete the work in accordance with 

the drawings, and under the general understanding that the work when completed shall be a finished and 

workmanlike job. Reference Contract Clause FAR 52.236-5, “Material and Workmanship” and FAR 52.246-12, 

“Inspection of Construction”.

1.22 SITE CLEAN UP

 a. The Contractor shall maintain the construction site in as clean and orderly condition as possible. All 

refuse and/or salvage material shall be gathered and disposed of periodically to maintain the site in this condition. 

All roadways, taxiways and ramp areas within the work area, or used by the Contractor, shall be swept and vacuumed

daily to assure safe operation of aircraft. The cleaning operation shall be accomplished with self-propelled sweepers 

equipped with pick-up devices. The method of cleaning and equipment employed shall be subject to the approval of 

the Contracting Officer. Reference Contract Clause FAR 52.235-12, “Cleaning Up”.

 b. During and after periods of rain, this construction site may have a very high water table and/or areas of 

standing surface water. Dewatering techniques are a Contractor’s option; however, the Contracting Officer shall 

approve the method prior to start of work.

 c. Following completion of the work, the Contractor shall clean the entire area from any debris and/or 

excess of misplaced material due to his operation and obtain Contracting Officer’s approval of this finished work. 

(Reference Contract Clause FAR 52.246-12, entitled “Inspection of Construction” and FAR 52.236-12, “Cleaning 

Up”.)

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 51 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
d Prior to acceptance of the facility and at such times as directed by the Contracting Officer, the Contractor 

shall thoroughly clean all exposed surfaces of the building where work under this contract was completed.

e. All protective coatings, except lacquers, shall be removed from finish surfaces and the finish surfaces 

shall be washed and cleaned. Contractor shall be held responsible for all damaged materials, and at completion, 

shall replace, at his own expense, all such damaged materials.

1.23 LAYOUT AND GRADES

a. All lines and grade work not presently established at the site shall be laid out by the Contractor in 

accordance with the drawings and specifications. The Contractor shall maintain all established boundaries and 

benchmarks and replace as directed any which are destroyed or disturbed. Reference Contract Clause FAR 52.236-

17, “Layout of Work”.

b. The Contractor shall engage a Professional Engineer or Registered Land Surveyor, licensed to practice in 

the State of Michigan to properly establish all locations, grades, elevations, dimensions, joints, etc., necessary to the 

proper location of all items of work included in this Contract. All such items shall be established in relation to the 

benchmark and control points noted on the drawings.

1.24 REFUSE AND SALVAGE MATERIALS:

a. All refuse, debris, and construction waste shall be legally disposed of off base at the Contractor’s 

expense. (Reference FAR 52.236-12 “Cleaning Up.”). Accumulations of refuse on the site will not be permitted. 

Use of base dumpsters for contractor-generated refuse is also prohibited.

 b. All salvage property removed and not reinstalled under this contract shall be returned to the Government 

at a place on Base designated by the Contracting Officer, or properly disposed of when directed by the Government.

 

 c. Non-Hazardous Solid Waste must be diverted to recycling, through appropriate means available to the 

Contractor, if such diversion is less than or equal to the equivalent cost of land filling or incineration.

1. In accordance with the Deputy Undersecretary of Defense DoD Pollution Prevention Measure of Merit 

Memorandum, HQ USAF/ILEV, dated 6 August 1998, the Solid Waste Disposal and Diversion Tracking 

form must be submitted at the end of each quarter during performance of the task order. The information 

presented in this form includes:

a. Amount (in tons) of non-hazardous solid waste, including construction and demolition debris, 

that is composted, mulched, recycled, reused, donated or otherwise diverted from a disposal 

facility.

b. Amount (in tons) of non-hazardous solid waste, including construction and demolition 

debris, transferred to a disposal facility (landfill or incinerator).

 d. The Contractor shall maintain adequate property control records for all materials or equipment specified to 

be salvaged. These records may be in accordance with the Contractor's system of property control, if approved by the 

property administrator. The Contractor shall be responsible for the adequate storage and protection of all salvaged 

materials and equipment, and shall replace, at no cost to the Government, all salvage materials and equipment which 

are broken or damaged during salvage operations as the result of its negligence, or while in its care. Point of contact 

concerning Government salvaged items will be identified under the individual task order.

1.25 STORAGE

a. No secure storage space will be provided by the Government. The Government will not be responsible 

for property belonging to, or under the present control of the Contractor. The Contractor is to protect his materials. 

An unsecured, open area will be designated by the Contracting Officer for storage of construction equipment and 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 52 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
materials during the period covered by this contract. Reference Contract Clause FAR 52.236-10, “Operations and 

Storage Areas”.

 b. Contractor shall construct such temporary sheds as he may require for the use of his workmen and as required 

for tool cribs and storage of all work under this Contract. Temporary sheds shall be confined to the space assigned 

by the Contracting Officer. Sheds shall be of approved construction and wood floors, lighting and heat shall be 

provided in all parts used by workmen. Exterior of sheds shall be painted, all parts maintained in good condition 

throughout the life of the Contract, and at completion, all parts shall be removed and the premises cleaned up. 

Reference Contract Clauses FAR 52.236-10, “Operations and Storage Areas” and FAR 52.236-12, “Cleaning Up”.

1.26 TEMPORARY FIELD OFFICES

a. As soon as practicable after award of Task Order, and until final completion of the work, Contractor 

shall provide, maintain and later remove a suitable temporary office(s) for his own use. All field offices shall be 

painted on the exterior, maintained in good repair, provided with adequate heating, lighting and maintained in a 

clean and sanitary condition at all times. Reference Contract Clause FAR 52.236-10, “Operations and Storage 

Areas”.

 b. When required by the solicitation/task order documents the Contractor shall provide temporary office space 

for exclusive use of the Government inspectors, to include Contracted inspectors. This office shall include, as a 

minimum, as desk, a suitable chair, and access to a phone line at no additional cost to the Government.

 c. The Contractor is reminded that smoking in buildings on a Government facility is prohibited. Contractors 

must provide a smoking area for employees away from the main entrance of a building.

1.27 TEMPORARY TOILET FACILITIES

Contractor to provide, at his expense, all temporary toilet facilities. All temporary toilet facilities shall meet 

the requirements of health authorities having jurisdiction and shall be kept clean and in a sanitary condition at all 

times.

1.28 UTILITIES

 a. The Contracting Officer has determined that Government-operated utilities will be specified in individual 

task orders if adequate and will/will not be furnished to the Contractor without charge where existing outlets are 

available. The Contractor may use reasonable amounts of specified utilities for this construction operation without 

charge. The Contractor is responsible for installing temporary service outlets, as necessary, and charges will be 

made in accordance with the clause entitled “Availability and Use of Utility Services, FAR Clause 52.236-14. Any 

expense incurred to gain access to these utilities (temporary tap-ins, etc.,) shall be the responsibility of the Contractor 

and all utilities shall be returned to their original configurations at the end of the contracts. No alterations to existing 

utilities shall be accomplished without the written permission of the Contracting Office. The following 

utility/utilities will be made available: will be specified in each individual task order.

 b. Contractor shall be responsible for gas charges once gas service is established until accepted by the 

Government.

1.29 UTILITY INTERRUPTIONS

a. All utility shutdowns require the prior approval of the Contracting Officer. Request for utility shutdown 

shall be made in writing at least four (4) weeks prior to the expected date of implementation. or as indicated in Task 

order documents. As soon as actual shutdown date is known, the Contractor shall notify the Contracting Officer in 

writing requesting approval at least eight (8) work days prior to requested shutdown.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 53 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
b. The Contractor’s progress schedule shall include preliminary listing of all proposed shutdown dates. 

Every effort shall be made to make all shutdowns as brief as possible, and as limited in extent as possible.

c. Contractor will provide an emergencies plan, with Contractors to accomplish the repairs in the event of 

utility and/or communications emergencies

1.30 EXCAVATING PERMIT

Contractor is required to secure an excavating permit from Base Civil Engineering, or other applicable 

agency as designated by the Contracting Officer before proceeding with any exterior on-site excavating or digging. 

The Base Civil Engineer must have three (3) to four (4) working days notice from the Contractor prior to permit 

being secured. 

1.31 COMPRESSED AIR

Contractor shall provide all compressed air used for work under this contract including temporary lines and 

connections. Remove all temporary lines, etc., at the completion of the work.

1.32 WEATHER PROTECTION AND TEMPORARY HEATING

a. The Contractor shall provide and maintain weather protection as may be required to properly protect all 

parts of the structure from damage during construction.

b. The Contractor shall be responsible for repairs and maintenance to the heating system or units during the 

period during progress of building construction and shall deliver same to the Government, at termination of such use, 

in perfect condition, cleaning out all air ducts and replacing all filters. Any temporary heating shall be at the expense 

of the Contractor.

1.33 BLOCKING OFF BASE STREETS

At least two (2) hours prior to the blocking of any street, or as designated by the task order documents, the 

Contractor shall advise the COR, appropriate Fire Department and Security Police of his intentions, identifying the 

location and the estimated time of closure. No more than two streets shall be closed at any time, and the two shall be 

no closer than five blocks from each other. However, there shall be no closures of any street without at least eight 

(8) days of prior notification to both the COR, appropriate Fire Department, Security Officer and the Contracting 

Officer.

1.34 ARCHEOLOGICAL, PALEONTOLOGICAL AND ENDANGERED SPECIES FINDS.

Any archeological finds (evidence of human occupation) or paleontological finds (evidence of prehistoric 

plant or animal life) are to be reported to the Contracting Officer immediately and continue work in other areas 

without interruption. Protect native endangered flora and fauna and notify Contracting Officer of any construction 

activities that might threaten endangered species or their habitats.

1.35 EQUIPMENT REPORT 

a. The Contractor shall furnish, unless directed otherwise, upon completion of the project, “Real Property 

Installed Cost”, form in triplicate, of all equipment installed in the facility, and the installed cost of each item. 

Furthermore, the listing shall include the location of each item and nameplate date. 

b. Typically, the listing shall include: air conditioners, air handling units, condensers, fans, pumps, air 

compressors, transformers, unit heaters, regulators, direct current power supplies, latrine fixtures, motors, engines, 

motor or engine-driven equipment, cranes, drinking fountains, sinks, water coolers, generators, space heaters, water 

heaters, refrigerators, freezers, coolers, meters, gas detectors, humidifiers dehumidifier, air purifier, ovens, power 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 54 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
units, fuel tanks, water tanks, elevators, welders, recorders, reels, scales, hydrants, intrusion detection equipment, fire 

detection and alarm equipment, emergency light sets, emergency eye wash, deluge showers, washers, dryers, 

dishwashers, bridge cranes, and like items of equipment.

c. Final payment will not be made to the Contractor until the Government has received and approved the 

listing. The Contractor shall use the “Real Property Installed Cost” form provided to him in the Construction 

Contractor Guide or given to him at the Pre-performance Conference.

1.36 DAMAGES, REPAIRS

a. All damages by the Contractor’s operations shall be repaired, or replaced, at the Contractor’s expense, as 

directed by the Contracting Officer. Any Government property damaged as a result of the work, materials, or 

operations of the Contractor shall be restored at no additional expense to the Government.

b. All existing sidewalks, curbs, and pavement disturbed, broken or removed or otherwise damaged by the 

Contractor during performance of the work under this contract shall be replaced by the Contractor at his own 

expense. Replaced sidewalks, curbs, and pavements shall be smooth, shall blend into the existing work, and shall not 

present depressions or humps.

c. Reference Contract Clause FAR 52.236-9, “Protection of Existing Vegetation, Structures, Equipment, 

Utilities and Improvements”.

1.37 AS-BUILT DRAWINGS

a. The Contractor shall keep an accurate record of all deviations from the approved design drawings and 

specifications which may occur in the work as actually constructed, and shall submit to the Contracting Officer, at 

completion of the work, complete information including descriptions, drawings, dimensions, marked prints, etc., as 

required for correction of the tracings to the as-built conditions.

b. The red lined drawings shall be complete with any deviation in actual construction.

1.38 MAINTENANCE OF TRAFFIC AND SAFETY

a. Where possible, the Contractor and his work shall not interfere with the normal operations of traffic, 

particularly emergency vehicles and equipment. Contractor is responsible for safety on the Project Site.

b. The Contractor shall use only established haul routes. When materials are transported in prosecution of 

the work, vehicles shall not be loaded beyond the loading limit established by Federal, State or Local Law or 

regulation. When it is necessary to cross curbing or sidewalks, protection against damage shall be provided by the 

Contractor.

c. The Contractor shall provide for the free and unobstructed movement of aircraft in the air operations 

areas of the Base with respect to his own operations and the operations of all his Sub-contractors. The Contractor 

shall provide for the uninterrupted operation of visual and electronic signals (including power supplies thereto) used 

in the guidance of aircraft while operating to, from, and upon the airfield or Base.

d. With respect to his own operations, and those of all his Sub-contractors, the Contractor shall provide 

marking, lighting, and other acceptable means of identifying personnel, equipment, vehicles, storage areas, and any 

work or condition that may be hazardous to the operation of aircraft, fire-rescue equipment, or maintenance vehicles 

at the Base.

e. The Contractor shall furnish, erect, and maintain weighted barricades, warning signs, and other traffic 

control devices as required to maintain traffic and insure the safety of aircraft and the Contractor’s equipment. The 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 55 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
Contractor shall make his own estimate of all labor, materials, equipment, and coincidental necessary for providing 

the maintenance of aircraft and vehicular traffic.

1.39 SPECIAL CONDITIONS

a. Any Contractor’s equipment that causes or generates electro-magnetic disturbances or interference shall 

be removed from service until properly repaired. The Contracting Officer may also require repositioning or removal 

of the equipment from the Base.

b. The Contractor shall be responsible for the coordination of his work with base communications 

personnel, who may be working in the area and making them aware of proposed work that may affect the work of 

their particular trade in process of performance.

1.40 COMMERCIALLY OWNED/OPERATED RADIOACTIVE SOURCES USED ON NATIONAL GUARD 

PROPERTY

When using radioactive sources for soil compaction tests or stress/support studies for detection of structural/weld 

defects in structural framing, pressurized pipe, vessels, etc., the operator shall comply with the following 

requirements.

 a. Prior to bringing the radiation generator on to the National Guard locations, the Contractor shall provide the 

Contracting Officer with the following information/documentation, as a submittal, for review and approval:

 (1) A copy of the Radioactive Source Permit with operational use conditions/restrictions with 

expiration date or a Certification of Exemption from licensure from the Nuclear Regulatory Commission (NRC) or 

Agreement State (AS).

 

 (2) A current list of trained and qualified employees that will be using the radioactive source.

 

 (3) The name of the Permit Radiation Safety Officer (PRSO), emergency contact telephone number, and 

current address for each source used.

 

 (4) Operating instruction(s)/technical order(s) for the equipment that contains the radioactive source.

 

 (5) Designated storage location of the radioactive source if it remains overnight.

 

 (6) Proposed marking of the storage location if it exceeds 2mR/hr as measured at the surface of the 

storage container.

 (7) A copy of the company Radiation Safety Program.

 

 (8) Emergency Response Plan in case of an emergency for a lost or damaged source and/or over exposure 

incident/injury.

 

 (9) Provide the portion of their contract that identifies the location(s) of where the source will be used, 

for how long, and for what type use.

 b. The Contracting Officer will obtain approval from the proper office having jurisdiction. After approval is 

received for use of the specific radiation generator, the Contractor shall:

 (1) Meet proper Department of Transportation (DOT) and NRC shipping criteria to include properly filled 

out shipping manifest(s), container marking/labels, and placards on the vehicle as needed when transporting the 

source onto and around base. His documents shall also allow him to remove the source from the base also when 

needed. The source and the activity shall dictate which DOT and NRC regulations and CFR's are applicable.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 56 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
These include, but not limited to 10 CFR parts 19, 20, 21, 30, 33, 34, & 71 for the permit and operation itself; 29 

CFR 1910, 1096 for occupational safety and health activities when using the instrument; 40 CFR part 190 for 

environmental protection activities; 49 CFR parts 172 & 173 for transporting the instrument, and if the source is lost 

or stolen 10 CFR parts 30, 40, 50, 70, 73 & 150 

 

 (2) Use of radioluminesent signs and markers shall be per AFI 40-201, latest version.

 c. The Contractor shall not:

 (1) Buy radioactive materials or accept radioactive materials into the Air Force inventory without approval 

from the Radioisotope Committee (RIC).

 (2) Buy or use radium without RIC approval.

 (3) Buy radioluminesent signs and markers solely for energy conservation in general administrative, 

industrial, and housing applications.

 d. The Base RSO or his representative reserves the right to inspect work sites and terminate/suspend any 

operation involving a radioactive source deemed to be unsafe IAW applicable laws, rules and federal regulations.

1.41 HAZARDOUS MATERIAL USAGE

 a. The Contractor shall establish hazardous material (HM) storage and distribution system when HM is to be 

used. All HM required to support the contract shall be reported using the Selfridge Air National Guard Base 

(SANGB) Form 23, Part I to the Contracting Officers Representative (COR), who will in turn notify Hazardous 

Material Pharmacy (HMP) or other applicable personnel. The SANGB Form 23 will be provided to the Contractor 

at or prior to the Pre-Construction meeting. Additional HM needed by the Contractor shall be identified to the 

(COR) for approval by the Hazardous Material Pharmacy (HMP) 

 b. The Contractor shall maintain the SANGB Form 23 for HM on the job site for inspection/verification.

 c. Contracting Officer will verify that the HM identified to HMP is the only HM in use on the job site.

 d. Contractors shall provide the following to the HMP:

 (1) Provide a list of each material and quantity of material for all proposed HM. Hazardous Material 

(HM) shall be construed to mean any item that is:

- a health hazard or physical hazard as defined in 29 CFR, 1910.1200(c).

- regulated in its disposal by EPA under 40 CFR.

- hazardous as defined by DOT regulations under 49 CFR.

- hazardous as defined by the Dangerous Goods Regulations of the International Air Transport Association.

 (2) Provide a material safety data sheet (MSDS) for each item on the list.

 (3) Typical examples of hazardous materials used on the job site include, but are not limited to:

 - petroleum based liquids/gases (gasoline, kerosene, diesel, propane, butane, acetylene, etc.)

 - explosives

 - adhesives and glues

 - shot charges for anchor systems

 - volatile solvents (such as PVC cleaner and glues, paint thinners)

 - non-water based paints

 - liquid sealants

 - epoxies and coating systems

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 57 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
- acidic or alkali cleaners

 f. The Contractor shall establish his/her own HM storage and issue location that complies with federal, state 

and local environmental regulations. Unused materials shall be removed from the ANG installation prior to close out 

of the contract or expiration date of the HM. 

 g. The Contractor shall comply with all federal, state and local environmental standards.

 h. The Contractor shall accompany the contracting officer’s representative (COR) and the installation 

Environmental Manger (EM) on project closeout inspection to ensure all used and unused HM has been removed 

from the installation. This requirement shall not be a punch list item and must be accomplished prior to the 

Government accepting beneficial occupancy of the facility or construction item. Documentation of this action will 

take place on SANGB Form 23, Part II.

 i. Any material suspected of being hazardous that is encountered during performance of a project shall 

immediately be brought to the attention of the Contracting Officer, at which time a determination will be made as to 

whether hazardous material testing shall be performed. If the Contracting Officer directs the Contractor to perform 

tests, and/or the material is found to be of a hazardous nature requiring additional protective measures, a task order 

modification may be required, subject to equitable adjustment under the terms of the contract.

 j. The Contractor is advised that friable and/or non-friable asbestos-containing material may be 

encountered in project areas and will be specified in individual Task Orders. Friable asbestos-containing material is 

any material that contains more than one percent asbestos by weight, and, that hand pressure can crumb, pulverize or 

reduce to powder when dry. Non-friable asbestos-containing materials are materials in which asbestos fibers are 

bound by a matrix material, saturate, impregnate or coating. Non-friable asbestos-containing materials do not 

normally release airborne asbestos fiber during routine handling and end-use. However, excessive fiber 

concentrations may be produced during uncontrolled abrading, sanding, drilling, cutting, machining, removal, 

demolition, or other similar activities. 29 CFR 1910.1001 shall be referenced in the event asbestos-containing 

materials are encountered. Friable asbestos-containing materials are not authorized for use in new construction or 

maintenance projects.

EXAMPLE CONTRACTOR HAZARDOUS MATERIAL IDENTIFICATION FORM

PART I 

 Date:

This part is to be completed by Contractor prior to the construction start date, and shall be maintained on the job site.

Contractor Company: 

Proposed work term:

Contractor Point of Contact: (full name or names, phone/cell/pager numbers, 

(date) to (date)

Phone number: -emergency 24-hour contact number, etc.) 

Submittal Information Storage and Usage Information

I 

HM to be used:

MFG./Product

MSDS

Attached

(Yes/No)

Amount on

Site*,

Transient or

Stored

Amount

Used Up in

Process

Used or Unused

Amount Removed

from ANG

installation

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 58 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
Note: This form is good for an one-month period and is to be submitted to the hazardous material pharmacy (HMP). 

All HM (hazardous material) used thereafter will be identified to the Contacting Officer's Representative for 

approval by the HMP. See Part II for Contractor close-out procedures. The HMP phone number is (586) 239-6104. 

*Transient amount reflects amount brought on site daily, but not stored overnight. Use separate lines for transient 

and storage amounts.

HMP Team Approval Signatures: 

(Hazardous Material Pharmacy) _______________________________

(Environmental Manager) _______________________________

(Bio-environmental Engineer) _______________________________

(Base Fire Department) _______________________________

CONTRACTOR HAZARDOUS MATERIAL IDENTIFICATION FORM CLOSE-OUT PROCEDURES

PART II 

Attach this part to Part I 

The Contractor shall accompany the Contracting Officer's Representative and the Environmental Manager on the 

close-out inspection to ensure all used and unused HM has been removed from the installation.

Close-out Approval Signatures: 

 Date

Contractor ____________________________ 

Contracting Officer's Representative ____________________________ 

EM (Environmental Manager) ____________________________ 

 

1.42 ENERGY AND WATER EFFICIENCY AND RENEWABLE ENERGY

 a. The Government’s policy is to acquire supplies and services that promote energy and water efficiency, 

advance the use of renewable energy products, and help foster markets for emerging technologies. 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 59 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
 b. The Contractor shall include the provisions of energy-using products for construction, renovation, or 

maintenance of a public building by acquiring energy-using products designated by the Department of Energy’s 

Federal Energy Management Program (FEMP).

1.43 POLLUTION ABATEMENT

 a. All work shall be performed in a manner minimizing pollution of air, water and land as required.

b. Transporting materials to or from the site shall be accomplished in a manner preventing materials or 

particles from becoming airborne. Earth materials shall be wetted or otherwise protected. Gravel, sand and concrete 

shall be contained within vehicles to prevent spillage. Tarpaulins must be fastened over load before entering 

surrounding streets. Removal of any materials dropped or blown off vehicles shall be the responsibility of the 

Contractor.

c. Burning of any material is strictly prohibited.

d. Stream beds, lakes, drainage ways, sanitary and storm sewers, etc., shall not be polluted by fuels, oils, 

bitumen, acids or other harmful materials. Grading shall be accomplished to prevent surface drainage from the 

construction site containing harmful amounts of sediment from draining onto adjacent areas.

e. Flushing on concrete trucks is restricted to the location specifically designed for this purpose by the 

Contracting Officer’s Representative.

f. Excess mortar, plaster or drywall materials shall not be disposed of on Government property. Water 

utilized for plastering or drywall equipment shall be disposed of in accordance with the instructions of the COR, and 

under no circumstances shall water be disposed of in areas which are planted or scheduled to be planted.

1.44 WORK BY GOVERNMENT

The Government reserves the right to undertake performance by Government forces, for the same type or similar 

work as contracted herein, as the Government deems necessary or desirable, and to do so will not breach or 

otherwise violate this contract.

1.45 REGULATIONS

a. The contractor shall comply with all applicable Federal, State, Local, DOD, National Guard Bureau, 

Army and Air Force regulations pertaining to safety, traffic control and fire prevention.

b. The Contractor, his employees, and his Sub-contractor are subject to, and shall abide by and comply 

with, all relevant statutes, ordinances, laws and regulations of the United States (including Executive Orders of the 

President) and any State (or other public authority now or hereafter in force). The Contractor agrees to observe and 

comply with all applicable state and federal requirements regarding social security, workman’s compensation, 

unemployment insurance and any other matters concerning employment applicable to the performance of this 

contract or rules, regulations, directions and order not inconsistent herewith as may from time to time be issued by 

the Government. The unilateral act of any Governmental body against any employee of the Contractor for the 

violation of a state or federal law or regulation shall not excuse the Contractor from full compliance with the terms 

and conditions of this contract

c. The contractor may use the Civil Engineering library which contains most applicable Army and Air 

Force publications as well as some commercial project data information, or the Defense Procurement and 

Acquisition Policy website, http://www.acq.osd mil/dpap/, which has links for several other sites with available 

publications, forms and project data information. These may also be acquired from the Government Printing Office 

website, http://www.access.gpo.gov/su docs.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 60 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
d. The Contractor, his employees, and Sub-contractor shall become familiar with and obey the regulations 

of the installation including fire, traffic, safety and security regulations while on the military installation. Those 

driving motor vehicles shall observe and obey all speed limits posted throughout the installation. Personnel should 

not enter restricted areas unless required to do so and only upon prior approval. All contractor employees and Subcontractor shall carry proper personal identification with them at all times.

e. Contractor’s equipment shall be conspicuously marked for identification and parked or placed within 

approved areas only, out of the way of driveways, emergency access roads, and traffic. The contractor shall ensure 

that all parts of the facility where work is being performed are adequately protected The contractor shall comply with 

all security regulations imposed by the base/post commander against vandalism and theft

1.46 ENVIRONMENTAL IMPACT

All waste materials generated by any work under the contract performed on a Government installation shall at all 

times be handled, transported, stored, and disposed of by the contractor and by his subcontractors in accordance with 

all applicable Federal, state, and local laws, ordinances, regulations, court orders, and other types of rulings having 

the effect of the law, including, but not limited to, Executive Order 12088, 13 October 1978, Federal Compliance 

with Pollution Control Standards; the Federal Water Pollution Control Act, as amended (33 U.S.C. 1251 ET SEQ); 

the Clean Air Act as amended (42 U.S.C. Sec 7401 ET SEQ); the Endangered Species Act, as amended (16 U.S.C. 

Sec 1531, ET SEQ); the Toxic Substances Control Act, as amended (15 U.S.C. Sec 2601, ET SEQ); the National 

Historic Preservation Act, as amended (16 U.S.C. Sec 470, ET SEQ); the Solid Waste Disposal Act, as amended (42 

U.S.C. 6901 ET SEQ); and the Archaeological and Historic Preservation Act, as amended (16 U.S.C. Sec 469, ET 

SEQ). Should the United States Government be held liable for any neglect or improper actions by the contractor or 

any sub-contractor regarding removal or disposal of any hazardous waste, the contractor shall reimburse the 

Government for all such liability.

1.47 IDENTIFICATION OF VEHICLES AND PERSONNEL:

Vehicles: Highway vehicles owned or leased by Contractors shall be furnished with identifying markings reflecting 

minimally, the Contractor's name, home city and local phone number. Personal Vehicles must be registered with the 

Installation. (if applicable).

Personnel: Contractor's workmen shall have legal identification (picture ID) on them at all times while working on 

the Government project. 

END OF SECTION

SECTION 01001

AFFIRMATIVE PROCUREMENT 

WHERE THE FOLLOWING REQUIREMENTS DIFFER FROM REQUIREMENTS ESTABLISHED BY A 

SPECIFIC TASK ORDER, THE TASK ORDER REQUIREMENTS SHALL GOVERN.

PART 1 GENERAL

1.1 AFFIRMATIVE PROCUREMENT & POLLUTION PREVENTION

Affirmative Procurement is a mandatory component of the Air Force pollution prevention program. The AF 

Installation Pollution Prevention Program Guide includes this goal for Affirmative Procurement: "100% of all 

products purchased each year in each of U.S. EPA's 'Guideline Item' categories shall contain recovered materials 

meeting U.S. EPA's Guideline Criteria." This document contains guidelines for implementing the RCRA, EO, 

DOD, and Air Force requirements.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 61 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
1.2 AUTHORITY AND REFERENCES

A. The Resource Conservation and Recovery Act (RCRA), Section 6002 (42 U.S.C. 6962)

B. Executive Order (EO) 13101 and EO 13514, Greening the Government through Waste Prevention, Recycling, 

and Federal Acquisition.

C. Title 40, Code of Federal Regulations (CFR), Part 247, Comprehensive Procurement Guideline for Products 

containing Recovered Material.

D. Federal Acquisition Regulations (FAR)

1.3 SUBMITTALS

Government approval is required for submittals with a "GA" designation. Submittals having an "FIO" designation 

are For Information Only. The following shall be submitted in accordance with Section 01330 SUBMITTAL 

PROCEDURES: 

SD-01 Data

Product Data; GA

The Contractor shall submit manufacturer's material specifications, installation instructions, physical characteristics, 

etc, to show that the product meets project and specification requirements.

SD-13 Certificates

Product Certificates; GA

The Contractor shall submit documentation certifying that products meet or exceed the specified requirements.

SD-14 Samples

Product Samples; GA

The Contractor shall submit samples of the product intended for use for project record.

1.4 DEFINITIONS

A. AFFIRMATIVE PROCUREMENT: The purchase of environmentally preferable products manufactured from 

recycled and reclaimed materials.

B. ACQUISITION: The acquiring by contract with appropriated funds for supplies or services (including 

construction) by and for the use of the Federal Government through purchase or lease, whether the supplies or 

services are already in existence or must be created, developed, demonstrated, and evaluated. Acquisition begins at 

the point when agency needs are established and includes the description of requirements to satisfy agency needs, 

solicitation and selection of sources, award of contracts, contract financing, contract performance, contract 

administration, and those technical and management functions directly related to the process of fulfilling agency 

needs by contract.

C. CONTRACTOR: The prime Contractor, Sub-contractor, material suppliers, and equipment suppliers who 

provide the products that will be used in the construction of this project.

D. ENVIRONMENTALLY PREFERABLE: Products or services having a lesser or reduced effect on human health 

and the environment when compared to competing products or services, serving the same purpose. This comparison 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 62 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
may consider raw materials acquisition, production, manufacturing, packing, distribution, reuse, operation, 

maintenance, or product or service disposal. (Section 201, EO 13101 AND EO 13514)

E. EPA DESIGNATED ITEM: An item that is or can be made with recovered material; that is listed by the 

Environmental Protection Agency (EPA) in a procurement guideline (40CFR, part 427); and for which EPA has 

advised purchasing recommendations in a related Recovered materials Advisory Notice (RMAN). (FAR 23.402)

 

F. EXECUTIVE AGENT OR AGENCY: An executive agency as defined in 5 U.S.C. 105. For the purpose of this 

order, military departments, as defined in 5 U.S.C. 102 are covered under the auspices of the Department of Defense.

G. FORM: The Affirmative Procurement Reporting Form found at the end of this section.

H. POLLUTION PREVENTION: Source reduction as defined in the Pollution Prevention Act of 1990 (42 U.S.C. 

13102), and other practices that reduce or eliminate the creation of pollutants through (a) increased efficiency in the 

use of raw materials, energy, water, or other resources; or (b) protection of natural resources by conservation. 

I. POST CONSUMER MATERIAL: A material or finished product that has served its intended use and has been 

discarded for disposal or recovery, having completed its life as a consumer item. "Post consumer material" is a part 

of the broader category of "recovered material".

J. PROCUREMENT: The purchase and providing of products to be used in the construction of this project.

K. PRODUCT: Materials and equipment that will be used in the construction of this project. 

L. RECOVERED MATERIALS: Waste materials and by-products which have been recovered or diverted from 

solid waste, but such term does not include those materials and by-products generated from, and commonly reused 

within, an original manufacturing process. (Section 205, EO 13101 AND EO 13514 and FAR 23.402)

M. RECYCLABILITY: The ability of a product or material to be recovered from or otherwise diverted from the 

solid waste stream for the purpose of recycling. (Section 206, EO 13101 AND EO 13514)

N. RECYCLING: The series of activities, including collection, separation, and processing by which products or 

other materials are recovered from the solid waste steam for use in form of raw materials in the manufacture of new 

products other than fuel for producing heat or power by combustion. (Section 207, EO 13101 AND EO 13514)

O. RECYCLED MATERIAL: A material utilized in place of raw or virgin material in product manufacturing 

consisting of materials derived from post consumer waste, industrial scrap, material derived from agricultural wastes, 

and other items, all of which can be used in new product manufacturer. (EPA Guidelines & OFPP Policy Letter 92-

4)

P. RECYCLED PRODUCT: A recycled product is one made completely or partially from waste materials or byproducts recovered or diverted from the solid waste stream. 

Q. SOLID WASTE: Garbage, refuse, sludge and other discarded materials including those from industrial, 

commercial, and agricultural operations, and from community activities. This excludes solids or dissolved materials 

in domestic sewage or other significant pollutants in water resources, such as silt, dissolved or suspended solids in 

industrial waste water effluents, dissolved materials in irrigation return flow, etc. (EPA Guidelines)

R. SPECIFICATION(S): A clear and accurate description of the technical requirements for materials, products, or 

services including the minimum requirement for materials' quality and construction and any equipment necessary for 

an acceptable product. In general, specifications are in the form of written descriptions, drawings, prints, commercial 

designations, industry standards, and other descriptive references.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 63 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
S. UNREASONABLE PRICE: If the cost of the recycled content product exceeds the cost of a non-recycled item, 

the Air Force considers the cost to be unreasonable. (Air Force Affirmative Procurement Plan)

T. VERIFICATION: Procedures used by procuring agencies to confirm both vendor estimates and certifications of 

the percentages of recovered materials contained in the products supplied to them or to be used in the performance of 

a contract. (EPA Guidelines)

U. WASTE PREVENTION: Any change in the design, manufacturing, purchase, or use of materials or products 

(including packaging) to reduce their amount or toxicity before they are discarded. Waste prevention also refers to 

the reuse of products or materials.

V. WASTE REDUCTION: Preventing or decreasing the amount of waste being generated through waste 

prevention, recycling, or purchasing recycled and environmentally preferable products.

1.5 REGULATORY BACKGROUND

Section 6002 of RCRA requires federal agencies to give preference in the acquisition process to products and 

practices that conserve and protect natural resources and the environment. EO 13101 AND EO 13514 requires 

federal agencies to expand waste prevention and recycling programs, implement affirmative procurement programs 

for the United States Environmental Protection Agency (EPA) -designated items, and procure other environmentally 

preferable products and services. The stated purpose of the Affirmative Procurement Program is to stimulate the 

market for recovered materials. As a result of EO 13101 AND EO 13514, the EPA issued the Comprehensive 

Procurement Guidelines (CPGs) that have established the mandatory procurement by federal agencies of 36 items 

produced with recovered materials. The EPA has also issued Recovered Material Advisor Notices (RMANs) to 

accompany the CPGs and provide detailed information on the designated items. Please direct all questions regarding 

the plan to the Contracting Officer for forwarding to the Environmental Office. 

1.6 APPLICABILITY

These procedures apply to Contractors employed in the construction of task order projects. Please direct all 

questions regarding the plan to the Contracting Officer. 

1.7 RESERVED

1.8 EXEMPTIONS

1.8.1 EPA Recommendations

The U.S. EPA’s recommends minimum recycled content levels are mandatory for procurements of those items listed 

in the AFFIRMATIVE PROCUREMENT REPORTING FORM, unless one of the following exemptions applies. 

RCRA provides the following exemptions from the requirement to purchase EPA-designated items:

1. The product is not available from a sufficient number of sources to maintain a satisfactory level of competition 

(i.e., available from two or more sources).

2. The product is not available within a reasonable period of time.

3. The product does not meet the performance standards in applicable specifications or fails to meet reasonable 

performance standards of the procuring agency.

4. The product is not available at a reasonable price. For Air Force purposes, "unreasonable price" is defined as 

follows: If the price of the recycled-content product exceeds the cost of a non-recycled item, then the price is 

considered unreasonable.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 64 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
1.8.2 Contractor Responsibility

The Contractor is responsible for completion of the Form with respect to the work and products being provided. The 

Prime Contractor is responsible for insuring that all sub-Contractors comply with this order. Each Contractor shall 

provide written documentation to support his/her decision not to acquire items meeting the minimum content levels. 

This documentation shall be forwarded to the Contracting Officer for review and approval. In the event the 

documentation fails to support the Contractor's findings, the Contracting Officer's Representative shall return the 

documentation to the Contractor citing the reason(s) for disapproval. The Contractor shall resubmit and address the 

deficiencies. Contractor is cautioned not to proceed with acquiring non-compliant materials until the Contracting 

Officer’s approval is received.

1.9 U.S. EPA DESIGNATED ITEMS

The 54 U.S. EPA-designated items are listed below. Not all of these materials may be required in the construction of 

this project. Please refer to the drawings and specifications. The attached AFFIRMATIVE PROCUREMENT 

REPORTING FORM shall be used to demonstrate compliance with the stated procurement requirements.

PAPER PRODUCTS

1. All paper and paper products, excluding building and construction paper grades.

VEHICULAR PRODUCTS

2. Lubricating oils containing re-refined oil, including engine lubricating oils, hydraulic fluids, and gear oils, but 

excluding marine and aviation oils.

3. Tires, excluding airplane tires.

4. Reclaimed engine coolants, excluding coolants used in non-vehicular applications

CONSTRUCTION PRODUCTS

5. Building insulation products.

6. Structural fiberboard products for applications other than building insulation.

7. Laminated paperboard products for applications other than building insulation.

8. Cement and concrete, including products such as pipe and block, containing fly ash.

9. Cement and concrete, including concrete products such as pipe and block, containing ground-granulated blast 

furnace (GGBF) slag.

10. Carpet made of polyester fiber for use in low- and medium-wear applications.

11. Floor tiles containing recovered rubber or plastic.

12. Patio blocks containing recovered rubber or plastic.

25. Shower and restroom dividers/partitions containing recovered steel or plastic.

26. Reprocessed and consolidated latex paint for specific uses.

37. Carpet cushion.

38. Flowable fill.

39. Railroad grade crossing surfaces.

TRANSPORTATION PRODUCTS

13. Traffic barricades used in controlling or restricting vehicular traffic.

14. Traffic cones used in controlling or restricting vehicular traffic.

27. Parking stops.

28. Channelizers used as temporary traffic control devices.

29. Delineators used as temporary traffic control devices.

30. Flexible delineators used as temporary traffic control devices.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 65 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
PARK AND RECREATION PRODUCTS

15. Playground surfaces containing recovered rubber or plastic.

16. Running tracks containing recovered rubber or plastic.

31. Plastic fencing.

40. Park benches and picnic tables.

41. Playground equipment.

LANDSCAPING PRODUCTS

17. Hydraulic mulch products containing recovered paper or recovered wood.

18. Compost made from yard trimmings, leaves, and/or grass clippings.

32. Garden and soaker hoses containing recovered rubber or plastic.

33. Lawn and garden edging containing recovered rubber or plastic.

42. Food waste compost.

43. Plastic lumber landscaping timbers and posts.

NON-PAPER OFFICE PRODUCTS

19. Office recycling containers.

20. Office waste receptacles.

16. Plastic desktop accessories.

22. Toner cartridges.

23. Binders.

24. Plastic trash bags.

34. Printer ribbons (re-inked ribbons or re-inking equipment/service for ribbons).

35. Plastic envelops.

44. Solid plastic binders.

45. Plastic clipboards.

46. Plastic file folders.

47. Plastic clip portfolios.

48. Plastic presentation folders.

MISCELLANEOUS PRODUCTS

36. Pallets

49. Sorbents.

50. Industrial drums.

51. Awards and plaques.

52. Mats.

53. Signage, including sign supports and posts.

54. Manual-grade strapping.

1.10 INTENT

The intent of this section is to increase the awareness of all Contractors as to the availability of products 

manufactured from, or that contain recycled materials, thereby increasing the use of these products in the 

construction of this project.

The various sections of the specifications contain references to products to be used in the construction of this project. 

The listed product may or may not be manufactured from or contain recycled materials. Therefore, all Contractors, 

Sub-contractor, equipment suppliers, and material suppliers are responsible for compliance with this specification. 

Recycled products shall be used wherever possible subject to the exemptions as per the paragraph entitled 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 66 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
EXEMPTIONS. Substitution of recycled materials or recycled products for specified products are subject to the 

provisions of the paragraph entitled 1.8 Exemptions.

1.11 RECYCLED OR RECOVERED PRODUCTS

All construction materials to be used in this project, unless on existing exemption list, is to be identified on the Form 

at the end of this section.

1.12 QUALITY ASSURANCE

Companies specializing in the manufacture of products that comply with the requirements of this section shall have a 

minimum of three (3) years documented experience.

1.13 INSTALLATION

All products shall be installed per manufacturer's instructions.

 

AFFIRMATIVE PROCUREMENT REPORTING FORM

(PER EXECUTIVE ORDER 13101 and 13514)

PROJECT NUMBER: ___________________________________

BLDG NUMBER: _______________________________________

PROJECT MANAGER___________________________________

PROJECT INSPECTOR: _________________________________

CONTRACTOR: ________________________________________

This form is to be completed by the Contractor and submitted to the Contracting Officer. 

RECYCLED OR RECOVERED

PRODUCT

TOTAL RECOVERED 

MATERIALS CONTENT 

(RMC) (%)

ACTUAL 

RMC (%)

QUANTITY

USED/UI

EXEMP

TED

1,2,3,4

Rock Wool Insulation 75%

Fiberglass Insulation 20-25%

Cellulose loose fill/Spray-on Insulation 75%

Perlite Composition Board Insulation 23%

Plastic Rigid Foam Insulation 9%

Plastic Foam In Place Insulation 5%

Plastic Foam, Glass Fiber Reinforced Insulation 6%

Phenolic Rigid Foam Insulation 5%

Structural Fiber Board 80-100%

Laminated Paper Board 100%

Cement/Concrete (FLYASH) SEE SPEC1

1

 

Cement ASTM C 595, “Standard Specification for Blended Hydraulic Cements”

ASTM C 150, “Standard Specification for Portland Cement”

AASHTO M 240, “Blended Hydraulic Cements”

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 67 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
High Fly Ash Flowable Fills 95%

Low Fly Ash Content Flowable Fill 6-14%

Carpet (PET) 25-100%

Bonded polyurethane Carpet Cushion 15-50%

Jute Carpet Cushion 40%

Synthetic fibers Carpet Cushion 100%

Rubber Carpet Cushion 60-90%

Rubber Plastic Patio Blocks 90-100%

Rubber or Plastic Floor Tile 90-100%

Steel Restroom Divider/Partition 16%

Plastic Restroom Divider/Partition 20-100%

Concrete Railroad Crossing 15-20%

Rubber Railroad Crossing 85-95%

Steel Railroad Crossing 25-30% BOF/100% EAF2

Traffic cones made from PVC, LDPE, crumb rubber 50-100% 

Traffic Barricades (Type I and II only) made from 

HDPE, LDPE, PET, steel, fiberglass

100% 

Channelizers, Plastic 25-95% 

Channelizers, rubber base 100% 

Delineators, plastic 25-90% 

Delineators, rubber base 100% 

Delineators, steel base 25-50% 

Flexible plastic delineators 25-85% 

Parking Stops, Plastic or Rubber 100% 

Parking Stops, Concrete containing coal fly ash 20-40% 

Parking Stops, Concrete containing GroundGranulated Blast Furnace Slag25-70% 

Playground Surfaces, including rubber or plastic 90-100%

Plastic Fencing for use to control snow, drifting sand, 

or as a safety barrier

90-100%

Running Tracks. Including rubber or plastic 90-100%

Plastic Park benches and Picnic Tables 100 %

Plastic composite Park benches and Picnic Tables 100%

Aluminum Park benches and Picnic Tables 25%

Concrete Park benches and Picnic Tables 15-40%

Steel Park benches and Picnic Tables 25-30 % BOF/100% EAF

Plastics Playground Equipment 100%

Plastic Composites Playground Equipment 95-100%

Steel Playground Equipment 25-30 % BOF/100% EAF

Aluminum Playground Equipment 25%

Concrete ASTM C 618, “Standard Specification for Fly-Ash and Raw or Calcined Natural Pozzolans

 For Use as a Mineral Admixture in Portland Cement Concrete”

ASTM C 311, “Standard Methods of Sampling and Testing Fly-Ash and Natural Pozzolans

 for Use as a Mineral Admixture in Portland Concrete Cement”

ASTM C 989, “Ground-Granulated Blast Furnace Slag for Use in Concrete Mortars”

AASHTO M 302, “Ground-Granulated Blast Furnace Slag for Use in Concrete and Mortars”

American Concrete Institute Standard Practice ACI 226.R1, “Ground-Granulated Blast

 Furnace Slag as a Cementitious Constituent in Concrete”

2 Designated items can be made from steel manufactured in either a Basic 

Oxygen Furnace (BOF) or an Electric Arc Furnace (EAF).

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 68 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
Garden hose, rubber or plastic 60-65% post-consumer 

materials

Soaker hose, rubber or plastic 60-70% post-consumer 

materials

Lawn/garden edging, plastic or rubber 30-100% 

Paper-based hydraulic mulch 100%

Wood-based hydraulic mulch 100%

Compost Purchase or use compost made from yard 

trimmings, leaves, grass clippings, and food waste

100%

HDPE lumber timbers and posts 75-100% 

Mixed plastics/Sawdust lumber timbers and posts 100% 

HDPE/Fiberglass lumber timbers and posts 95%

Other mixed resins lumber timbers and posts 95-100% 

Latex Paint; white, off-white or pastel colors 20% 

Latex Paint; gray, brown, earth-tones, other dark 

colors

50-99% 

Consolidated Latex Paint (when color and 

performance don’t matter).

100% 

Plastic Non-road Signs 80-100%

Aluminum Signs 25%

Plastic Sign Posts and Supports 80-100%

Steel Sign Posts and Supports 25-30 % BOF/100% EAF

Awards and Plaques Glass 75-100

Wood 100%

Paper 40-100 

Plastic and Plastic/ 

Wood Composite

50-100

The following exemptions may apply to the non-procurement of recycled/recovered content materials:

1) The product does not meet appropriate performance standards

2) The product is not available within a reasonable time frame

3) The product is not available competitively (from two or more sources)

4) The product is only available at an unreasonable price (compared with a comparable non-recycled content 

product.)

CERTIFICATION

I hereby certify the Statement of Work/Specifications for the requisition/procurement of all materials listed on this 

form complies with EPA standards for recycled/recovered materials content.

 

Contractor Contract Inspector 

END OF SECTION

SECTION 01300

SUBMITTALS

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 69 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
WHERE THE FOLLOWING REQUIREMENTS DIFFER FROM REQUIREMENTS ESTABLISHED BY A 

SPECIFIC TASK ORDER, THE TASK ORDER REQUIREMENTS SHALL GOVERN.

PART 1 GENERAL

INTRODUCTION The following guidance is to be followed for all construction related submittals, all submittals 

required in Division 1 specifications and all submittals identified in Statements of Work as requiring Contracting 

Officer approval.

1.1 SUBMITTAL CLASSIFICATION/IDENTIFICATION

Throughout these specifications submittals may be identified with the prefix "SD" followed by a number. This 

number and prefix are for book keeping and record sorting in the system. The SD stands for submittal data and the 

number is a category, e.g., data, drawings, reports, etc. The submittal register shows either the title of the item being 

submitted or the number and title of the item being submitted. These numbers, if used, may be different in different 

sections of these specifications for items with the same title. 

1.1.1 SD-01 Data: Submittals that provide calculations, descriptions, or documentation regarding the work.

1.1.2 SD-04 Drawings: Submittals which graphically show relationship of various components of the work, 

schematic diagrams of systems, details of fabrication, layouts of particular elements, connections, and other 

relational aspects of the work.

1.1.3 SD-06 Instructions: Preprinted material describing installation of a product, system or material, including 

special notices and material safety data sheets, if any, concerning impedances, hazards, and safety precautions.

1.1.4 SD-07 Schedules: Tabular lists showing location, features, or other pertinent information regarding 

products, materials, equipment, or components to be used in the work.

1.1.5 SD-08 Statements: A document, required of the Contractor, or through the Contractor, from a supplier, 

installer, manufacturer, or other lower tier Contractor, the purpose of which is to confirm the quality or orderly 

progression of a portion of the work by documenting procedures, acceptability of methods or personnel, 

qualifications, or other verifications of quality.

1.1.6 SD-09 Reports: Reports of inspections or tests, including analysis and interpretation of test results. Each 

report shall be properly identified. Test methods used shall be identified and test results shall be recorded.

1.1.7 SD-13 Certificates: Statement signed by an official authorized to certify on behalf of the manufacturer of a 

product, system or material, attesting that the product, system or material meets specified requirements. The 

statement must be dated after the award of this contract, must state the Contractor's name and address, must name the 

project and location, and must list the specific requirements, which are being certified.

1.1.8 SD-14 Samples: Samples, including both fabricated and non-fabricated physical examples of materials, 

products, and units of work as complete units or as portions of units of work.

1.1.9 SD-18 Records: Documentation to record compliance with technical or administrative requirements.

1.1.10 SD-19 Operation and Maintenance Manuals: Data that forms a part of an operation and maintenance 

manual.

.1.1.11 Submittal Classification: Submittals are classified as follows:

1.1.11.1 Government Approved

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 70 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
Government (Contracting Officer) approval is required for extensions of design, critical materials, deviations, 

equipment whose compatibility with the entire system must be checked, and other items as designated by the 

Contracting Officer. Within the terms of the Contract Clause entitled "Specifications and Drawings for Construction" 

they are considered to be "shop drawings." Submit in four (4) copies unless specific project specifies otherwise.

1. l..11.2Information Only

All submittals not requiring Government approval will be for information only. They are not considered to be "shop 

drawings" within the terms of the Contract Clause referred to above. Submit in two (2) copies.

1.1.12 Basic Contract Submittals

Basic Contract submittals can be Government Approved or Information Only. Basic contract submittals are 

submittals that are generic in nature for all work under the MATOC and shall be identified by the Contractor 

(annotation of Basic Submittal in the remarks column of the Air Force Form 3000) when providing his submittal 

register for approval in accordance with paragraph Submittal Register of this section. Basic contract submittals shall 

be submitted within 15 days of approval of the submittal register. The Contract Quality Control Plan, the Contract 

Safety Plan and submittals required by Section 01451 that impact the contract as a whole are mandatory Basic 

Contract Submittals.

1.1.13 Task Order Specific Submittals

Task Order specific submittals can be Government Approved or Information Only. These submittals are identified in 

each specific task order and describe task order specific requirements of materials and/or procedures. Task Order 

specific submittals shall be available at time of negotiations (as applicable) and submitted for final approval within 

10 days of notice-to-proceed for the respective Task Order. The Contractor may request approval to use Task Order 

specific submittals as Basic Contract submittals.

1. 2 APPROVED SUBMITTALS

The approval of submittals by the Contracting Officer shall not be construed as a complete check, but will indicate 

only that the general method of construction, materials, detailing and other information are satisfactory. Approval 

will not relieve the Contractor of the responsibility for any error, which may exist, as the Contractor under the CQC 

requirements of this contract, is responsible for the dimensions and design of adequate connections, details and 

satisfactory construction of all work. After the Contracting Officer has approved submittals, no re-submittal for the 

purpose of substituting materials or equipment will be given consideration unless accompanied by an explanation as 

to why a substitution is necessary.

1.3 DISAPPROVED SUBMITTALS

The Contractor shall make all corrections required by the Contracting Officer and promptly furnish a corrected 

submittal in the form and number of copies as specified for the initial submittal. If the Contractor considers any 

correction indicated on the submittals to constitute a change to the contract, notice as required under the Contract 

Clause entitled "Changes" shall be given promptly to the Contracting Officer.

1.4 WITHHOLDING OF PAYMENT

Payment for materials incorporated in the work will not be made if required approvals have not been obtained.

PART 2 PRODUCTS (Not Applicable)

PART 3 EXECUTION

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 71 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
3.1 GENERAL

The Contractor shall submit all items listed on the Submittal Register (AF Form 66) or approved equivalent for each 

Task Order or specified in the other sections of these specifications. The Contracting Officer may request submittals 

in addition to those listed when deemed necessary to adequately describe the work covered in the respective sections. 

Units of weights and measures used on all submittals shall be the same used in the contract drawings. Submittals 

shall be made in the respective number of copies and to the respective addresses set forth below. Each submittal shall 

be complete and in sufficient detail to allow ready determination of compliance with contract requirements. Prior to 

submittal, all items shall be checked and approved by the Contractor's Quality Control (CQC) representative. And 

each item of the submittal shall be stamped, signed, and dated and each respective transmittal form (AF FORM 

3000), or approved equivalent, shall be signed and dated by the CQC representative certifying that the accompanying 

submittal complies with the contract requirements. This procedure applies to all transmittals regardless of 

classification (Information Only or Government Approved). Proposed deviations from the contract requirements 

shall be clearly identified. Submittals shall include items such as: Contractor's, manufacturer's, or fabricator's 

drawings; descriptive literature including (but not limited to) catalog cuts, diagrams, operating charts or curves; test 

reports; test cylinders; samples: O&M manuals including parts list; certifications; warranties and other such required 

submittals. Submittals requiring Government approval shall be scheduled and made prior to the acquisition of the 

material or equipment covered thereby.

3.1.1 Submittals shall be submitted to the address specified by individual Task Orders:

3.2 SUBMITTAL REGISTER (AF Form 66 or approved equivalent)

3.2.1 Task Order Specific Submittals: Each Task Order will have one set of AF Form 66 listing each item of 

equipment and material for which submittals are required by the Special Clauses and the Technical Specifications 

Divisions 1 through 16. The Contractor shall fill in the date entitled “Required Submission Date” and return 2 

completed copies to the Contracting Officer for approval within 10 calendar days after Task Order Notice to 

Proceed.

Contractor shall review the list to ensure its completeness and may expand general category listings to show 

individual entries for each item. As an example, a general category in the listing for Specification 15400 would be 

"Fixtures" which the Contractor may want to breakdown into individual entries such as "Toilet P-l, Lavatory P-2, 

etc." The line numbers in column 1 are to be assigned sequentially starting with "1" for each specification section.

The approved submittal register will become the scheduling document and will be used to control submittals 

throughout the life of the Task Order. This register, Contractor's schedule dates, and the progress schedules shall be 

coordinated.

3.3 TRANSMITTAL FORM (AF Form 3000 or approved equivalent)

The transmittal form (AF Form 3000), electronic sample attached at end of this section, shall be used for submitting 

both Government Approved and Information Only submittals in accordance with the instructions on the reverse side 

of the form. A reproducible form will be furnished to the Contractor. All the heading blank spaces in the form 

identifying each item submitted shall be properly and completely filled out. Special care will be exercised to ensure 

proper listing of the specification paragraph and/or sheet number of the contract drawings pertinent to the data 

submitted for each item.

3.4 CROSS-REFERENCE (AF FORM 3000/AF FORM 66)

To provide a cross-reference between the submittals of AF FORM 66 and the transmittal form AF FORM 3000 the 

Contractor shall record the "transmittal numbers" assigned when submitting materials in the "REMARKS" column of 

the AF FORM 3000. DO NOT pre-assign transmittal numbers when preparing the submittal register. Transmittal 

numbers shall be assigned as follows:

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 72 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
Task Order specific submittals shall be sequentially numbered beginning with number 0001 for each Task Order as 

follows: Task Order number/transmittal numbers, e.g., transmittal number two for task order number eight would be 

numbered - 0008/0002.

Additional comments and instructions may be inscribed on the reverse side of the transmittal form (AF FORM 

3000).

3.5 SUBMITTAL PROCEDURE

Submittals shall be made as follows:

3.5.1 General

Shop drawings and AF Form 3000 (sample will be provided at post-award conference) shall be submitted in the 

number of copies specified in subparagraphs 1.1.11.1 "Government Approved “and 1.1.11.2 "Information Only." AF 

Form 3000 is the transmittal document and shall be initiated by the Contractor in accordance with the instructions 

herein and as on the reverse side of AF Form 3000. Each submittal item shall be listed separately on the form, 

naming subcontractor, supplier, or manufacturer, applicable specification paragraph number(s), drawing/sheet 

number, pay item number, and any other information needed to identify the item, define its use, and locate it in the 

work. One or more AF Forms 3000 shall be used per specification SECTION, however, never include more than one 

specification SECTION per form. Each submittal shall be complete, containing all information needed to determine 

contract compliance.

3.5.2 Approval of Submittals

All submittals shall be Contractor approved; however, certain specified submittals will also require Government 

approval. Government approval is required when submittals:

a. Are specially identified in the Submittal Register (AF FORM 66) for Government approval, or

b. Are extensions of design, or

c. Depict deviation from the contract (such as an "or equal" decision), or

d. Represent critical materials, or

e. Involve equipment that must be checked for compatibility with an entire system.

All other submittals are for information only.

Before submission, Contractor shall review and correct shop drawings prepared by subcontractors, suppliers, and 

itself, for completeness and compliance with plans and specifications. Contractor shall not use red markings for 

correcting material to be submitted. Red markings are reserved for Contracting Officer use. Approval by Contractor 

shall be indicated on each shop drawing by an "Approval" stamp containing information as shown on stamp outline 

in paragraph 3.12, CONTRACTOR APPROVAL STAMP. Suppliers' or subcontractors' certifications are not 

acceptable as meeting this requirement. Submittals not conforming to the requirements of this Section will be 

returned to the Contractor for correction and resubmittal.

3.5.3 Deviations

For submittals which include proposed deviations (variations) requested by the Contractor, the column "variation" of 

AF Form 3000 shall be checked AND FOUR COPIES SUBMITTED for Government Approval. The Contractor 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 73 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
shall set forth in writing the justification for any deviations and annotate such deviations on the submittal. The 

Government reserves the right to rescind inadvertent approval of submittals containing unnoted deviations.

3.5.4 Certification: The contractor is responsible for and shall certify that the submittals comply with contract 

requirements.

3.5.5 Drawings

Each drawing shall be not more than 28 inches high by 40 inches wide, with a title block in lower right hand corner 

and a 3- by 4-inch clear area adjacent. Title block shall contain subcontractors or fabricator's name, Contract 

number, description of item(s), bid item number, and a revision block. Contractor shall submit the required number 

of prints of any type, except blueprints. Provide a blank margin of 3/4 inch at bottom, 2 inches at left, and 1/2 inch at 

top and right. Where drawings are submitted for assemblies of more than one piece of equipment or systems of 

components dependent on each other for compatible characteristics, complete information shall be submitted on all 

such related components at the same time. Contractor shall ensure that information is complete and that sequence of 

drawing submittal is such that all information is available for reviewing each drawing. Drawings for all items and 

equipment, of special manufacture or fabrication, shall consist of complete assembly and detail drawings. All 

revisions after initial submittal shall be shown by number, date, and subject in revision block.

3.5.6 Printed Material

All requirements for shop drawings shall apply to catalog cuts, illustrations, printed specifications, or other data 

submitted, except 3- by 4-inch clear area adjacent to the title block is not mandatory. Inapplicable portions shall be 

marked out and applicable items such as model numbers, sizes, and accessories shall be indicated.

3.5.7 Changes To Previous Submittals

It is the Government's intent to standardize equipment and materials utilized and installed in this contract. In the 

event the Contractor desires to change materials or equipment previously submitted, the Contractor must annotate the 

transmittal block of the AF Form 3000 as "Change to previous transmittal number ", and forward the submittal for 

Government Approval.

3.6 SAMPLES REQUIRING LABORATORY ANALYSIS

See SECTION: 01400 CONTRACTOR QUALITY CONTROL for procedures and address for samples requiring 

Government testing. If testing is to be accomplished by the Contractor the requirements of the same section shall 

apply.

3.7 SAMPLES REQUIRING VISUAL INSPECTION

Samples requiring only physical inspection for appearance and suitability shall be handled in accordance with 

paragraph, 3.6 SUBMITTAL PROCEDURE.

3.8 FIELD TEST REPORTS

Routine daily tests such as soil density, concrete deliveries and routine pressure testing shall be delivered to the 

Contracting Officer with the daily Quality Control reports. See SECTION: 01451 CONTRACTOR QUALITY 

CONTROL for daily Quality Control Reports/Inspection Reports.

3.9 CONTROL OF SUBMITTALS

The Contractor shall carefully control his procurement operations to ensure that each individual submittal is made on 

or before the Contractor scheduled submittal date shown on the approved "Submittal Register."

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 74 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
3.10 GOVERNMENT APPROVED SUBMITTALS (SUBMIT 4 COPIES)

Upon completion of review of submittals requiring Government approval, the submittals will be identified as having 

received approval by being so stamped and dated. Two copies of the submittal will be retained by the Engineer(s) 

and 2 (two) copies of the submittal will be returned to the Contractor.

3.10.1 PROCESSING OF GOVERNMENT APPROVED SUBMITTALS

Four copies of all submittals requiring Government approval shall be submitted. Having a completed copy of AF 

Form 3000 attached to it shall identify each copy submitted. Submittals will be reviewed and processed as follows:

a. Approved as Submitted (Action Code "A"): Shop drawings which can be approved without correction will be 

stamped "Approved" and two prints, or two copies of catalog and other printed data, will be returned to the 

Contractor.

b. Approved Except as Noted (Action Code "B"): Shop drawings that have only minor discrepancies will be 

annotated in red to indicate necessary corrections. Marked material will be stamped "Approved Except as Noted" 

and returned to the Contractor for correction. Distribution will be the same as for Approved as Submitted" (Action 

Code "A") submittals.

c. Approved Except as Noted (Action Code "C"): Shop drawings that are incomplete or require more than minor 

corrections will be annotated in red to indicate necessary corrections. Marked material will be stamped "Approved 

Except as Noted - Resubmission Required" and returned to the Contractor for correction. Two prints, or two copies 

of catalog and other printed data, will be returned to the Contractor. The Contractor need only resubmit the part of 

the submittal showing the corrections.

d. Disapproved (Action Code "E"): Shop drawings which are fundamentally in error, cover wrong equipment or 

construction, or require extensive corrections, will be returned to the Contractor stamped "Disapproved." An 

explanation will be furnished on the submitted material or on AF Form 3000 indicating reason for disapproval. 

Distribution will be the same as fur "Approved Except as Noted" (Action Code "C") submittals.

e. Re-submittal will not be required for shop drawings stamped "Approved as Submitted" (Action Code "A") or 

"Approved Except as Noted" (Action Code "B") unless subsequent changes are made by Contractor or a contract 

modification. For shop drawings stamped "Approved Except as Noted" (Action Code "C") or "Disapproved" (Action 

Code "E"), Contractor shall make corrections required, note any changes by dating the revisions to correspond with 

file change request date, and promptly resubmit the corrected material. Re-submittals shall reference the submittal 

number of the original rejected submittal. Government costs incurred after the first re-submittal will be charged to 

the Contractor

3.11 INFORMATION ONLY SUBMITTALS (SUBMIT 2 COPIES)

Normally submittals for information only will not be returned. Approval of the Government is not required on 

information only submittals. These submittals will be used for information purposes. The Government reserves the 

right to require the Contractor to resubmit any item found not to comply with the contract. The resubmittal shall be 

reclassified as Government approved submittal. This does not relieve the Contractor from the obligation to furnish 

material conforming to the plans and specifications and will not prevent the Contracting Office from requiring 

removal and replacement if nonconforming material is incorporated in the work. This does not relieve the Contractor 

of the requirement to furnish samples for testing by the Government laboratory or check testing by the Government 

in those instances where the technical specifications so prescribe.

3.11.1 Processing of Information Only Submittals

Two copies of submittals that are submitted for information only shall be submitted prior to delivery of the material 

or equipment to the job site. Each copy submitted shall be identified by having a completed copy of AF Form 3000 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 75 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
attached to it. AF Form 3000 shall be marked as follows to identify the Contractor approved submittals. An asterisk 

shall be placed in column h and the words "Contractor approved -information copy only" shall be placed in the 

remarks block of the form. Submittals will be monitored and spot checks will be made. When such checks indicate 

noncompliance, Contractor will be notified by the same method used for Government approvals. In the event the 

Contractor requests evidence of Government receipt of submittals, an additional completed AF form 3000 shall be 

submitted (without attachments) which will be returned to the Contractor to signify that the submittal has been 

received.

3.12 CONTRACTOR APPROVAL STAMP

The stamp used by the Contractor on the submittal data to certify that the submittal meets contract requirements shall 

be similar to the following:

CONTRACTOR:

CONTRACT NO.

TRANSMITTAL NO.

ITEM NO.

SPECIFICATION SECTION

PARAGRAPH NO.

APPROVED: YES NO

APPROVED WITH

CORRECTIONS AS NOTED ON SUBMITTAL DATA

ON ATTACHED COMMENT SHEET

SIGNATURE:

TITLE: DATE

CONTRACTOR'S REVIEW STAMP

MAXIMUM SIZE 3-INCHES X 3-INCHES

3.13 TRANSMITTAL CHECK LIST

The following check list is intended to aid in the preparation of AF Form 3000 and related transmittals and is 

intended only as a partial summary of requirements stated elsewhere within this specification.

(1) DO NOT submit multiple 5-digit specification sections on one AF FORM 3000.

(2) Transmittal # 1 shall be the Submittal Register (AF FORM 66). Subsequent submittals shall be numbered 

sequentially as submitted except for resubmittals. Resubmittals must be related to the parent (original) transmittal, 

i.e. transmittal no. 2 resubmittal would be number 2A, etc.

(3) Government Approval; Submit 4 copies of enclosures; each with AF FORM 3000’s attached. Information only; 

Submit 2 copies of enclosures, each with AF FORM 3000's attached and 1 additional copy (optional) of the AF 

FORM 3000.

(4) Break the submittal into items that can be reviewed independently. For a transmittal with more than 9 items use 

multiple sets of AF FORM 3000's.

(5) Item numbers must be written on the enclosures and the AF FORM 3000

(6) Only ONE copy with the information required by items 2 and 5 above should be collated by items into a booklet 

form.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 76 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
(7) Each item of an enclosure shall be "approval stamped" by the Contractor.

(8) Enter the specification technical paragraph for each Item in column 'e" on the AF FORM 3000.

(9) Identify the contract drawing number that applies, if applicable, in column' 2 on AF FORM 3000.

(10) Variations shall be identified in Description of Material column on AF FORM 3000 and justified in the 

Remarks Block on the reverse of the form.

(11) Cross out inapplicable portions of submitted data or point to exact equipment being used on the project.

(12) Allow a minimum 30 days (15 days for Task Order Specific) for submittals requiring Government Approval. 

Justify exceptions for shorter periods.

(13) SIGN the AF FORM 3000.

END OF SECTION

SECTION 01451

CONTRACTOR QUALITY CONTROL

WHERE THE FOLLOWING REQUIREMENTS DIFFER FROM REQUIREMENTS ESTABLISHED BY A 

SPECIFIC TASK ORDER, THE TASK ORDER REQUIREMENTS SHALL GOVERN.

PART 1 GENERAL

1.1 REFERENCES

The publications listed below form a part of this specification to the extent referenced. The publications are referred 

to in the next by basic designation only.

AMERICAN SOCIETY FOR TESTING AND MATERIALS (ASTM)

ASTM D 3740(1988) Evaluation of Agencies Engaged in the Testing and/or Inspection of Soil and Rock as Used in 

Engineering Design and Construction

ASTM E 329(1990) Use in the Evaluation of Testing and Inspection Agencies as Used in Construction

1.2 PAYMENT

Separate payment will not be made for providing and maintaining an effective Quality Control program, and all costs 

associated therewith shall be included in the applicable unit prices or lump-sum prices contained in the Pricing 

Schedule for each task order.

PART 2 PRODUCTS (Not Applicable)

PART 3 EXECUTION

3.1 GENERAL

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 77 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
The Contractor is responsible for quality control and shall establish and maintain an effective quality control system 

in accordance with the clause entitled 52.246-12, “Inspection of Construction," in the Contract Clauses of this 

document.

The quality control system shall consist of plans, procedures, and organization necessary to produce an end product 

that complies with the contract requirements. The system shall cover all construction and demolition operations, both 

on-site and off-site, and shall be keyed to the proposed sequence.

3.2 QUALITY CONTROL PLAN

3.2.1 General

The Contractor shall furnish for review by the Government, not later than 30 days after award of the basic contract, 

the Contractor Quality Control (CQC) Plan proposed to implement the requirements of the Contract Clause entitled 

"Inspection of Construction." The plan shall identify personnel, procedures, control, instructions, test, records, and 

forms to be used. The Government will consider an interim plan for the first 30 days of operation. Construction will 

be permitted to begin only after acceptance of the CQC Plan or acceptance of an interim plan applicable to the 

particular feature of work to be started. Work outside of the features of work included in an accepted interim plan 

will not be permitted to begin until acceptance of a CQC Plan or another interim plan containing the additional 

features of work to be started.

3.2.2 Content of the Basic CQC Plan

The Basic CQC plan shall be submitted to cover the intended CQC organization for the entire contract 

(encompassing all task orders) and shall include, as a minimum, the following to cover all construction operations, 

both on-site and off-site, including work by subcontractors, fabricators, suppliers and purchasing agents:

a. A description of the quality control organization, including a chart showing lines of authority and acknowledgment 

that the CQC staff shall implement the three phase control system (see paragraph 3.6, Control) for all aspects of the 

work specified. The staff shall include a CQC Manager who shall report to the Project manager or someone higher

in the Contractor's organization. Project manager in this context shall mean the individual with responsibility for the 

overall management of the project including quality and production.

b. The name, qualifications (in resume format), duties, responsibilities, and authorities of each person assigned a QC 

function.

c. A copy of the letter to the CQC Manager signed by an authorized official of the firm which describes the 

responsibilities and delegates sufficient authorities to adequately perform the functions of the CQC Manager 

including authority to stop work which is not in compliance with the contract. The CQC Manager shall issue letters 

of direction to all other various quality control representatives outlining duties, authorities and responsibilities. 

Copies of these letters will also be furnished to the Government.

d. Procedures for scheduling, reviewing, certifying, and managing submittals, including those of subcontractors, offsite fabricators, suppliers and purchasing agents. These procedures shall be in accordance with Section 01300 

SUBMITTALS.

e. Control, verification and acceptance testing procedures for each specific test to include the test name, specification 

paragraph requiring test, feature of work to be tested, test frequency, and person responsible for each test. 

(Laboratory facilities will be approved by the Contracting Officer.)

f. Procedures for tracking preparatory, initial, and follow up control phases and control, verification, and acceptance 

tests including documentation.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 78 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
g. Procedures for tracking deficiencies from identification through acceptable corrective action. These procedures 

will establish verification that identified deficiencies have been corrected.

h. Reporting procedures, including proposed reporting formats. This shall include a copy of the Daily CQC report 

form.

3.2.3 Task Order Addendum CQC Plan

The following may be designated at Task Order level if determined necessary by a specific requirement: submit a 

CQC Addendum Plan within 10 days of receipt of task order NTP. Proposed changes to file Basic Plan or items 

requiring additional details of description required implementing the Basic CQC Plan or of a site specific nature 

shall be covered in the Addendum Plan. Include a list of the definable features of work for the task order. A 

definable feature of work is a task that is separate and distinct from other tasks and has separate control 

requirements. Although each section of the specifications may generally be considered as a definable feature of 

work, there are frequently more than one definable feature under a particular section. This list will be agreed upon 

during the coordination meeting. Any proposed changes to the basic CQC organization shall be approved before 

commencement of construction.

3.2.4 Acceptance of Plans

Acceptance of the Contractor's basic and addendum plans is required prior to the start of construction. Acceptance is 

conditional and will be predicated on satisfactory performance during the construction. The Government reserves the 

right to require the Contractor to make changes in his CQC plan and operations including removal of personnel, as 

necessary, to obtain the quality specified.

3.2.5 Notification of Changes

After acceptance of the QC plan, the Contractor shall notify the Contracting Officer in writing a minimum of seven 

calendar days prior to any proposed change. Proposed changes are subject to acceptance by the Contracting Officer.

3.3 COORDINATION MEETING

After the Pre-construction Conference, before start of construction, and prior to acceptance by the Government of the 

Quality Control Plan, the Contractor shall meet with the Contracting Officer or Authorized Representative and 

discuss the Contractor's quality control system. During the meeting, a. mutual understanding of the system details 

shall be developed, including the forms for recording the CQC operations, control activities, testing, administration 

of the system for both on-site and off-site work, and the interrelationship of Contractor's Management and control 

with the Government's Quality Assurance. There may be occasions when subsequent conferences may be called by 

either party to reconfirm mutual understandings and/or address deficiencies in the CQC system or procedures that 

may require corrective action by the Contractor.

3.4 QUALITY CONTROL ORGANIZATION

3.4.1 CQC Manager

The Contractor shall identify an individual within his organization at the site of the work who shall be responsible for 

overall management of CQC and have the authority to act in all CQC matters for the Contractor. This CQC Manager 

or designated CQC staff representative shall be on the site at all times during construction and will be employed by 

the Contractor, except as noted in the following. An alternate for the CQC Manager will be identified in the plan to 

serve in the event of the system manager's absence. Period of absence may not exceed 2 weeks at any one time. The 

requirements for the alternate will be the same as for the designated CQC manager.

3.4.2 CQC Organizational Staffing

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 79 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
A staff shall be maintained under the direction of the CQC manager to perform all QC activities. The staff must be of 

sufficient size to ensure adequate QC coverage of all work phases, work shifts, and work crews involved in the 

construction. These personnel may perform other duties, but must be fully qualified by experience and technical 

training to perform their assigned QC responsibilities and must be allowed sufficient time to carry out these 

responsibilities. The QC plan will clearly state the duties and responsibilities of each staff member. The Contractor 

shall provide a CQC staff, which shall be at the site of work at all times during progress, with complete authority to 

take any action necessary to ensure compliance with the contract.

3.4.2.1 CQC Staff

Following are the minimum requirements for the CQC staff. These minimum requirements will not necessarily assure 

an adequate staff to meet the CQC requirements at all times during construction. The actual strength of the CQC staff 

may vary during any specific work period to cover the needs of the work period. When necessary for a proper CQC 

organization, the Contractor will add additional staff at no cost to the Government. This listing of minimum staff in 

no way relieves the Contractor of meeting the basic requirements of quality construction in accordance with contract 

requirements. All CQC staff members shall be subject to acceptance by the Contracting Officer.

3.4.2.2 CQC Manager

The CQC manager shall be an experienced construction person, with a minimum of 3 years construction experience 

on similar type work.

3.4.3 Organizational Changes

The Contractor shall obtain Contracting Officer's acceptance before replacing any member of the CQC staff: 

Requests shall include the names, qualifications, duties, and responsibilities of each proposed replacement.

3.5 SUBMITTALS

Submittals shall be as specified in Section 01300 SUBMITTALS. The CQC organization shall be responsible for 

certifying that all submittals are in compliance with the contract requirements. The Government will furnish copies 

of test report forms upon request by the Contractor. The Contractor may use other forms as approved.

3.6 CONTROL

Contractor Quality Control is the means by which the Contractor ensures that the construction, to include that of 

subcontractors and suppliers, complies with the requirements of the contract. The controls shall be adequate to cover 

all construction operations, including both on-site and off-site fabrication, and will be keyed to the proposed 

construction sequence. The controls shall include at least three phases of control to be conducted by the CQC 

manager for all definable features of work, as follows:

3.6.1 Preparatory Phase

This phase shall be performed prior to beginning work on each definable feature of work and shall include:

a. A review of each paragraph of applicable specifications.

b. A review of the contract plans.

c. A check to assure that all materials and/or equipment have been tested, submitted, and approved.

d. A check to assure that provisions have been made to provide required control inspection and testing.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 80 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
e. Examination of the work area to assure that all required preliminary work has been completed and is in 

compliance with the contract.

f. A physical examination of required materials, equipment, and sample work to assure that they are on hand, 

conform to "approved" shop drawing or submitted data, and are properly stored.

g. A review of the appropriate activity hazard analysis to assure safety requirements are met.

h. Discussion of procedures for constructing the work including repetitive deficiencies. Document construction 

tolerances and workmanship standards for that phase of work.

i. A check to ensure that the portion of the plan for the work to be performed has been accepted by the Contracting 

Officer.

j. The Government shall be notified at least 48 hours in advance of beginning any of the required action of the 

preparatory phase. This phase shall include a meeting conducted by the CQC manager and attended by the 

superintendent, other CQC personnel (as applicable), and the foreman responsible for the definable feature. The 

results of the preparatory phase actions shall be documented by separate minutes prepared by the CQC manager and 

attached to the daily QC report. The Contractor shall instruct applicable workers as to the acceptable level of 

workmanship required in order to meet contract specifications.

3.6.2 Initial Phase

This phase shall be accomplished at the beginning of a definable feature of work. The following shall be 

accomplished:

a. A check of preliminary work to ensure that it is in compliance with contract requirements. Review minutes of the 

preparatory meeting.

b. Verification of full contract compliance. Verify required control inspection and testing.

c. Establish level of workmanship and verify that it meets minimum acceptable workmanship standards. Compare 

with sample panels is appropriate.

d. Resolve all differences.

e. Check safety to include compliance with and upgrading of the safety plan and activity hazard analysis. Review the 

activity analysis with each worker.

f. The Government shall be notified at least 48 hours in advance of beginning the initial phase. Separate minutes of 

this phase shall be prepared by the CQC manager and attached to the daily QC report. Exact location of initial phase 

shall be indicated for future reference and comparison with follow-up phases.

g. The initial phase should be repeated for each new crew to work on-site, or any time acceptable specified quality 

standards are not being met.

3.6.3 Follow-up Phase

Daily checks shall be performed to assure continuing compliance with contract requirements, including control 

testing, until completion of the particular feature of work. The checks shall be made a matter of record in the CQC 

documentation and shall document specific results of inspections for all features of work for the day or shift. Final 

follow-up checks shall be conducted and all deficiencies corrected prior to the start of additional features of work 

that will be affected by the deficient work. The Contractor shall not build upon or conceal non-conforming work.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 81 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
3.6.4 Additional Preparatory and Initial Phases

Additional preparatory and initial phases may be conducted on the same definable features of work as determined by 

the Government if the quality of on-going work is unacceptable; or if there are changes in the applicable QC staff or 

in the on-site production supervision or work crew; or if work on a definable feature is resumed after a substantial 

period of inactivity, or if other problems develop.

3.7 TESTS

3.7.1 Testing Procedure

The Contractor shall perform tests specified or required to verify that control measures are adequate to provide a 

product, which conforms to contract requirements. The Contractor shall procure the services of a licensed testing 

laboratory. A list of tests to be performed shall be furnished as a part of the task order specific CQC plan. The list 

shall give the test name, frequency, specification paragraph containing the test requirements, the personnel and 

laboratory responsible for each type of test, and an estimate of the number of tests required. The Contractor shall 

perform the following activities and record and provide the following data:

a. Verify that testing procedures comply with contract requirements.

b. Verify that facilities and testing equipment are available and comply with testing standards.

c. Check test instrument calibration data against certified standards.

d. Verify that recording forms and test identification control number system, including all of the test documentation 

requirements, have been prepared.

e. Results of all tests taken, both passing and failing tests, will be recorded on the Quality Control report for the date 

taken. Specification paragraph reference, location where tests were taken, and the sequential control number 

identifying the test will be given. Actual test reports may be submitted later, if approved by the Contracting Officer, 

with a reference to the test number and date taken. An information copy of tests performed by an off-site or 

commercial test facility will be provided directly to the Contracting Officer. Failure to submit timely test reports, as 

stated, may result in nonpayment for related work performed and disapproval of the test facility for this contract. 

Test results shall be signed by an Engineer Registered in the state where the tests are performed.

3.7.2 Testing Laboratories

Laboratory facilities, including personnel and equipment, utilized for testing soils, concrete, asphalt and steel shall 

meet criteria detailed in ASTM D 3740 and ASTM E 329, and be accredited by the American Association of 

Laboratory Accreditation (AALA), National Institute of Standards and Technology (NIST), National Voluntary 

Laboratory Accreditation Program (NVLAP), the American Association of State Highway and Transportation 

Officials (AASHTO), or other approved national accreditation authority. All personnel performing concrete testing 

shall be certified by the American Concrete Institute (ACI).

3.8 COMPLETION INSPECTION

At the completion of all work or any increment thereof established by a completion time stated in the Task Order, the 

CQC manager shall conduct an inspection of the work and develop a "punch list" of items which do not conform to 

the approved plans and specifications. Such a list of deficiencies shall be included in the CQC documentation, as 

required by paragraph DOCUMENTATION below, and shall include the estimated date by which the deficiencies 

will be corrected. The CQC manager or staff shall make a second inspection to ascertain that all deficiencies have 

been corrected and so notify the Government. These inspections and any deficiency corrections required by this 

paragraph will be accomplished within the time stated for completion of the entire work or any particular increment 

thereof if the project is divided into increments by separate completion dates.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 82 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
DOCUMENTATION.

The Contractor shall maintain current records of quality control operations, activities, and tests performed, including 

the work of subcontractors and suppliers. These records shall be on an acceptable form and shall be a complete 

description of inspections, the results of inspections, daily activities, tests, and other items, including but not limited 

to the following:

a. Contractor/subcontractor and their area of responsibility.

b. Operating plant/equipment with hours worked, idle, or down for repair.

c. Work performed today, giving location, description, and by whom. When Network Analysis (NAS) is used, 

identify each phase of work performed each day by NAS activity number.

d. Test and/or control activities performed with results and references to specifications/plan requirements. The 

control phase should be identified (Preparatory, Initial, Follow-up). List deficiencies noted along with corrective 

action.

e. Material received with statement as to its acceptability and storage.

f. Identify submittals reviewed, with contract reference, by whom, and action taken.

g. Off-site surveillance activities, including actions taken.

h. Job safety evaluations stating what was checked, results, and instructions or corrective actions.

i. List instructions given/received and conflicts in plans and/or specifications.

j. Contractor's verification statement.

k. Separate reports shall be submitted by the responsible CQC inspectors for each individual Task Order. The report 

shall contain a record of inspections for all work accomplished subsequent to the previous report. Separate reports 

for different phases of work may be submitted by the responsible CQC inspectors or the reports may be consolidated 

into one report if all CQC activities and results are covered and the responsible CQC inspectors are identified.

l. These records shall indicate a description of trades working on the project; the number of personnel working; 

weather conditions encountered; and any delays encountered. These records shall cover both conforming and 

deficient features and shall include a statement that equipment and materials incorporated in file work and 

workmanship comply with the contract. The original and one copy of these records in report form shall be furnished 

to the Government weekly, except that reports need not be submitted for weeks in which no work is performed. As a 

minimum, one report shall be prepared and submitted for every seven days of no work. All calendar days shall be 

accounted for throughout the life of the contract. Reports shall be signed and dated by the CQC system manager. 

The report from the CQC system manager shall include copies of test reports and copies of reports prepared by all 

subordinate quality control personnel.

3.10 NOTIFICATION OF NONCOMPLIANCE

The Contracting Officer will notify the Contractor of any detected noncompliance with the foregoing requirements. 

The Contractor shall, after receipt of such notice, immediately take corrective action. Such notice, when delivered to 

the Contractor at the site of the work, shall be deemed sufficient for the purpose of notification. If the Contractor 

fails or refuses to comply promptly, the Contracting Officer may Issue an order stopping all or part of the work until 

satisfactory corrective action has been taken. No part of the time lost due to such stop work orders shall be made the 

subject of claim for extension of time or for excess costs or damages by the Contractor.

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 83 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
END OF SECTION

SECTION 01700

WHERE THE FOLLOWING REQUIREMENTS DIFFER FROM REQUIREMENTS ESTABLISHED BY A 

SPECIFIC TASK ORDER, THE TASK ORDER REQUIREMENTS SHALL GOVERN.

PART 1 GENERAL - AS-BUILT RECORDS AND DRAWINGS, O & M MANUALS, AND WARRANTY OF 

CONSTRUCTION

1. SUBMITTAL PROCEDURES

Submittals shall be made in accordance with SECTION 01300: SUBMITTALS. Submittal dates shall be as defined 

in this section.

2. AS-BUILT FIELD DATA:

2.1 General: The contractor shall keep at the construction site a complete set of full size blue line prints or 

drawings/sketches, reproduced at contractor expense. During construction, these prints shall be marked to show all 

deviations in actual construction from the contract drawings. The color red shall be used to indicate all additions and 

green to indicate all deletions. The drawings shall show the following information but not be limited thereto:

2.1.1 The locations and description of any utility lines and other installations of any kind or description known to 

exist within the construction area. The location includes dimensions to permanent features.

2.1.2 The locations and dimensions of any changes within the building or structure, and the accurate location and 

dimensions of all underground utilities and facilities.

2.1.3 Correct grade or alignment of roads, structures, and utilities if any changes were made from contract plans.

2.1.4 Correct elevations if changes were made in site grading from the contract plans.

2.1.5 Changes in details of design or additional information obtained from working drawings specified to be 

prepared and/or furnished by the Contractor including, but not limited to, fabrication, erection, installation, and 

placing details, pipe sizes, insulation material, dimensions of equipment foundations, etc.

2.1.6 The topography and grades of all drainage installed or affected as part of the project construction.

2.1.7 All changes or modifications from the design and from the final inspection.

2.1.8 These deviations shall be shown in the same general detail and quality utilized in the contract drawings. 

Marking of the full-size drawing shall be performed continuously during construction to keep them up to date. This 

information shall be maintained in a current condition at all times until the completion of the work. The resulting 

field-marked prints and data shall be referred to and marked as "As-built Field Data" and shall be used for no other 

purpose. They shall be made available for inspection by the Contracting Officer and a responsible representative of 

the Contractor prior to submission of each monthly pay estimate. Failure to keep the As-built Field Data (including 

Equipment-in-Place lists) current shall be sufficient justification to withhold a retained percentage from the monthly 

pay estimate.

2.2 Submittal of the As-built Field Data: The As-built Field Data shall be submitted to the Contracting Officer for 

review and approval five working days prior to the final inspection. If review of the preliminary as-built drawings 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 84 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
reveals errors and/or omissions, the drawings will be returned to the Contractor for MATOC corrections. The 

Contractor shall make all corrections and return the drawings to the Contracting Officer within 10 calendar days of 

receipt.

2.3 As Built Drawings: These drawings shall be provided at the same standard and quality as the design drawings 

and shall incorporate all As-Built Field Data.

2.3.1 As Built Contract Original Record Tracings:

 2.3.1.1 Approved preliminary as built drawings will be returned to the Contractor. These drawings are part of 

the permanent records of this project and the Contractor will be held responsible for their protection and safety until 

they are returned to the Contracting Officer. Any drawings damaged or lost by the Contractor shall be satisfactorily 

replaced in like medium, quality, and size as the originals at the Contractor's expense. When providing As-Builts on 

original record tracing Mylar, the work shall be performed by Certified Engineering Technicians and/or individuals 

with a minimum of 5 years drafting experience.

 2.3.1.2 Drafting of the data onto the contract drawing original record tracings shall be done in a quality equal 

to that of the originals. Line work, line weights, lettering, and use of symbols shall be the same as the original line 

work, line weights, lettering, and symbols. Plastic drafting leads or inks shall be used. Graphite leads shall only be 

used where used on the original drawings. If additional drawings are required, they shall be prepared on the same 

medium and of equal size and quality as the original record tracings. The Government at no cost will furnish 

sufficient blank sheets for this purpose to the Contractor upon request. When final revisions have been completed, 

each drawing shall be lettered or stamped with the words "AS-BUILT" in block letters at least 3/8-inch high placed 

above the title block if space permits, or if not, below the title block between the border and the trim line. Tile date 

of completion and the words "REVISED AS BUILT" shall be placed in the revision block above the latest revision 

notation. Markings on the reverse side of the drawings will not be permitted. The Contractor shall provide the AsBuilt drawings in the same format as the design drawings.

 2.3.1.3 The final as-built record drawings, hard copy or CAD format (preferred) shall be completed and 

returned together with the approved preliminary as-built drawings to the Contracting Officer within 15 calendar days 

after the final inspection. The Contracting Officer will review all final as-built record drawings for accuracy and 

conformance to the drafting standards. The drawings shall be returned to the Contractor if corrections are necessary. 

The Contractor shall make all corrections and shall return the drawings to the Contracting Officer within 7 calendar 

days of receipt.

2.4 Approval and acceptance of the final as-built record drawings shall be accomplished before final payment is 

made to the Contractor.

2.5 List Of Equipment-In-Place

Contractor shall submit for approval, at the completion of construction, a list of equipment-in-place. This list shall be 

updated and kept current throughout construction, and shall be jointly inspected for accuracy and completeness by 

the Contracting Officer's representative and a responsible representative of the Contractor prior to submission of 

each monthly pay estimate. A sample form showing minimum data required is provided at the end of this section. 

The EQUIPMENT-IN-PLACE list shall be comprised of all equipment falling under one or more of the following 

classifications:

a. Each piece of equipment listed on the mechanical equipment schedules. 

b. Each electrical panel, switchboard, and MCC panel.

c. Each transformer.

d. Each piece of equipment or furniture designed to be movable.

e. Each piece of equipment that contains a manufacturer's serial number on the nameplate.

3. Operation and Maintenance Manuals:

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 85 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
3.1 General: The Contractor shall provide Operation and Maintenance (O&M) manuals for the complete facility as 

applicable under this contract, including all Contractor furnished and installed equipment, systems and materials. 

Included herein are requirements for compiling and submitting the O&M data. O & M data shall be separated by 

facility into distinct systems and within each distinct system, further separated by the following disciplines: 

Mechanical; Electrical; Fire Protection and Detection, Security; and Architectural/General. O & M manuals for any 

particular system shall include narrative and technical descriptions of the interrelations with other systems. This 

narrative shall include a description on how the system works with notable features of the system, including normal 

and abnormal operating conditions. The explanation of the system is to be short and concise with reference to 

specific manufacturer's equipment manuals for details. Provide overall system schematic with narrative for each 

discipline. If the quantity of material is such that it will not fit within one binder then it shall be divided into volumes,

as required (see paragraph 3.3. Binders).

3.1.1 O&M manuals shall be prepared for each individual facility of multi-facility projects.

3.1.2 Four complete bound copies of the final O&M data as approved shall be required. The requirement for four 

copies of the O&M manual shall supersede and replace any requirements for a lesser amount of manuals, which may 

be indicated in some specifications.

3.2 O&M Manual and Data Submittal: To establish and assure uniform O&M manual format, the Contractor shall 

submit and receive Contracting Officer approval on one complete system prior to submissions for remaining systems.

3.2.1 The Contracting Officer will require 20 calendar days for review of submitted O&M manual(s) or data.

3.2.2 O&M data on equipment or systems shall be submitted so all data will be approved and bound in the O&M 

manuals in the required quantity by the time the project reaches 90 percent completion. Failure to furnish approved, 

bound manuals in the required quantity by the time the project is 90 percent complete, will be cause for the 

Contracting Officer to hold or adjust the retained percentage in accordance with Contract Clause, "Payments Under 

Fixed Price Construction Contracts". For equipment or systems requiring personnel training and/or acceptance 

testing, the final O & M data must be approved by the Contracting Officer prior to the scheduling of the training 

and/or testing.

3.3 Binders:

3.3.1 Construction and Assembly: Manuals shall be 3 ring binder, sliding posts or screw-type aluminum binding 

posts (three screws) with spine, but only one type shall be used for all manuals (per task order). The manuals shall be 

hardback covered, cleanable, plastic, not over three (3) inches thick and designed for 8-1/2 x 11 inch paper.

3.3.2 Marking: Each binder shall have the following information, as a minimum, printed on both the spine and cover; 

or printed on insert in plastic sleeve of notebook binder. BUILDING OR FACILITY NAME, IDENTIFICATION 

NUMBER (Building No.), LOCATION, AND SYSTEM (Mechanical, Electrical, etc.). Contractor's name and 

address as well as the contract title and contract number shall be printed on the inside of the front cover.

3.3.3 Color: Color of binder and markings shall be the option of the Contractor except that: (a) labeling color shall 

contrast with binder color, and (b) colors shall be the same for all manuals on a particular task order.

3.4 Content: The O&M manuals shall be structured to address each of the following topics.

a. Warning Page: A warning page shall be provided to warn of potential dangers (if they exist), such as high voltage, 

toxic chemicals, flammable liquids, explosive materials, carcinogens, or high pressures. The warning page shall be 

placed inside the front cover, in front of the title page.

b. Index: Each manual shall have a master index at the front identifying all manuals and volumes and subject matter 

for each. Following the master index, each manual shall have an index of its enclosures listing each volume, tab 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 86 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
numbers, etc., as necessary to readily refer to a particular operating or maintenance instruction. Rigid tabbed flyleaf 

sheets shall be provided for each separate product, equipment or system in the manual. All pages shall be numbered 

with the referenced number included in the index.

3.4.1 Warranties: In addition to the general warranty required by the contract, the O&M manuals shall include any 

specific warranties required by other sections of the TECHNICAL SPECIFICATIONS and other warranties 

normally provided with the particular piece of equipment or system. Extended warranties normally provided by 

manufacturers that are beyond the warranty of construction shall be specifically noted. The O&M manuals shall also 

include a specific warranty section itemizing all standard and extended warranty items. The warranty list shall 

contain the information indicated below. Warranties will not begin until the Government accepts the facility. Copy of 

warranty shall be included in the manual.

WARRANTY INFORMATION

Project Title Contract Number

General Contractor's Name, Phone Number

ITEM DESCRIPTION START DATE END DATE O & M REFERENCE LOCATION

(in alphabetical order)

Descriptive Name,

Manufacturer's/

Warrantor's Name,

Address & Phone No.

3.4.2 Utility systems shall cover file items required by the specific specification section.

3.4.3 Architectural/General O&M Data shall include the following:

 3.4.3. 1 Building Products, Applied Materials, and Finishes: Include product data with catalog number, size, 

composition, and color and texture designations. Provide information for reordering custom manufactured products. 

Data shall include, but not be limited to, information on carpet, floor tile, vinyl wall finishes, builder's hardware, etc.

 3.4.3.2 Moisture-protection and Weather-exposed Products: Include product data listing applicable reference 

standards, chemical composition, and details of installation. Provide recommendations for inspections, maintenance, 

and repair.

 3.4.3.3 Additional Requirements: As specified in individual specification sections.

3.4.4 Data Identification: Catalog data shall be marked to clearly identify pertinent data by highlighting the data with 

pointers or crossing out all non-pertinent data.

3.4.5 Drawings: All drawings in the manuals shall be of such size that will require only one fold made right to left. 

All larger size drawings shall be inserted into a separate pocket in the required location in the manual. All drawings 

shall be of microfilm quality.

3.4.6 Posted Data: The Contractor shall provide posted data for equipment or systems, in addition to O&M manuals, 

and as required by the TECHNICAL SPECIFICATIONS sections. The data shall consist of as-built schematics of all 

wiring, controls, piping, etc., as necessary for the operation of the equipment or system, and a condensed typewritten 

description of the system. The posted data may include approved shop drawings, layout drawings, riser, and block 

diagrams and shall indicate all necessary interrelation with other equipment and systems. The data may be presented 

in one or several frames, under glass or sheet acrylic glazing, for clarity and convenience of location. The framed 

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 87 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau 
data presentation and outline shall be acceptable to and posted at locations designated by the Contracting Officer. 

The data shall be posted prior to requesting the final inspection.

3.4.7 Framed Instructions: Typewritten instructions, framed under glass or sheet acrylic glazing, 

explaining equipment or system prestart checkout, startup, operations and shutdown procedures, safety

precautions, preventive maintenance procedures, and normal operation checks for satisfactory performance

of the equipment of systems shall be posted in conjunction with the posted data. The framed instructions

may be presented in one or several frames for clarity and convenience of location. The instruction

presentation and outline shall be acceptable to the Contracting Officer prior to posting and shall be posted

at locations designated by the Contracting Officer. All framed instructions shall be posted prior to

requesting the final inspection.

3.5 Payment: Approval and acceptance of the final O&M manuals shall be accomplished before final payment is 

made to the Contractor.

3.6 Checklist: Contractor shall complete and initial a copy of the O&M Manual Check List which is shown in the 

"Instructions and Information for Contractors" manual and forward it along with Eng. Form 4025 as part of the 

O&M Manual submittal to the Contracting Officer for approval.

4.1 EQUIPMENT WARRANTY STICKER 

4.1.1 WARRANTY OF CONSTRUCTION (FAR 52.246-21) (Mar 1994), ALTERNATE 1 (April 84). This clause, 

with its alternate, shall apply to all Task Orders unless specifically deleted in the Task Order RFP.

4.1.2 After final acceptance of the work, the Contractor shall furnish and install an Equipment Warranty Sticker, on 

Contractor-installed equipment. Lettering shall be block-type upper case and easily readable. Sticker shall be of a 

durable type material and of a type that can be written on. Sticker shall state the following: 

a. The title "Equipment Warranty."

b. Contractor's name and Contract Number.

c. Date warranty expires.

d. Point of contact, including name and telephone number.

e. Manufacturer

END OF SECTION

NGB FOIA Reading Room 

Posted: April 19, 2011 

Page 88 of 88

FOIA Requested Record #J-11-0002 

Released by National Guard Bureau