Citations and pincites are based on the Westlaw online version of the cited material. IN THE COURT OF APPEALS FOR THE STATE OF WASHINGTON CONWAY CONSTRUCTION COMPANY , Respondent,

v. CITY OF PUYALLUP , Appellant. No. 80649

- 1

- I DIVISION ONE PUBLISHED OPINION

L EACH , J.

— In this public works contract case, the City of Puyallup (the City) appeals a trial court decision finding that it improperly terminated Conway Construction Company’s (Conway) contract for road improvements and awarding Conway damages plus attorney fees and costs. Substantial evidence supports the trial court’s findings of fact and they support its legal conclusions. But, Conway was not entitled to recover attorney fees because it did no t submi t an offer of settlement as required by statute. So , we affirm the tri al court’s judgment for damages but reverse its award of attorney fees to Conway. FACTS The City and Conway contracted for road im provements (the project). The public works contract included a “Public Works Contract” form and incorporated by reference several voluminous documents, including the Washington State Department of Transportation Standard Specifications for Road, Bridge, and Municipal Construction.No. 80649

- 1

- I / 2

2 Du ring construction, the City became concern ed about the quality of pavement
concrete , defects in utilities, and other construction defects, and issued notices to Conway describing these concerns. The City also observed unsafe work conditions, such as lack of trench shoring, and reported those concerns to the Washington State Department of Labor & Industries (L&I). On March 9, 2016 , the City gave Conway a notice of suspension and breach of
contract. 1 This notice identified nine items that it deemed contr act breaches. These included defective and uncorrected work and safety concerns. It advised Conway that it had 15 days to remedy the listed issues. Conway denied any wrongdoing. On March 21, 2016 , the City informed Conway that it still needed to remed y the same nine items and that it had received further reports of safety violations. Conway again denied the safety violation allegations. On March 25, 2016 , the City issued a notice of termination for default to Conway. The City also withheld payments due to Conway. On April 23 , 2016, L&I issued a citation to Conway for a “serious” safety violation endangering Conway workers. Conway sued the City asking the court to declare termination for default improper
and deemed it to be for public convenienc e . Conway later amended its request to include breach of contract and unjust enrichment claims. After a bench trial , the court found the City breached the contract when it terminated Conway. It aw arded Conway damages,

1 This exhibit is dated March 9, 2015. This is an obvious scrivener’s error because it references a Non

- Conformance Report dated March 3,2016 and the parties had not yet entered their contract on March 9, 2015. Exhibits 53, 58, and 59 contain similar dating errors.No. 80649

- 1

- I / 3

3 attorney fees, and costs. The City appeals. STANDARD OF REVIEW
We review a party’s challenge to a trial court’s decision whe n the trial court has evaluated the evidence to determine whether substantial evidence supports the trial
court ’ s findings of fact and whe ther those findings support the court’s conclusions of law. 2 Substantial evidence is evidence sufficient to persuade a f air

- minded person of its truth. 3 Evidence may be substantial even if there are other reasonable i nterpretations of the
evidence. 4
We defer to the trial court ’ s determinations about persuasiveness of the evidence,
witness credibil ity, and conflicting testimony. 5 We will not disturb a trial court ’ s ruling if substantial, though conflicting, evidence supports its findings of fact

. 6 ANALYS IS The City raises three issues o n appeal. First, it claims the trial court used the wrong test to determine if the City properly terminated the project contract for default. Next, it claims the contract entitles it to an offset for Conway’s defective w ork. Finally, it contends Conwa y is not entitled to recover attorney fees because it did not make a statutorily required offer of settlement. We agree that Conway is not entitl ed to recover attorney fees , but we reject the City’s other claims.

2 Stan ding Rock Homeowners Ass ’ n v. Misich , 106 Wn. App. 231, 242

- 43, 23 P.3d 520 (2001). 3 Hegwine v. Longview Fibre Co., Inc. , 132 Wn. App. 546, 555

- 56, 132 P.3d 789 (2006). 4 Sherrell v. Selfors , 73 Wn. App. 596, 600

- 01, 871 P.2d 168 (1994). 5 Snyder v. Hayne s , 152 Wn. App. 774, 779, 217 P.3d 787 (2009). 6 Merriman v. Cokeley , 168 Wn.2d 627, 631, 230 P.3d 162 (2010).No. 80649

- 1

- I / 4

4 Contract Termination

– Breach of Contract Standard for Termination We first address the City’s claim t hat the trial court did not use the correct test to decide whether the City properly terminated Conway for default. The City contends the trial court should have used the following two part test (1) was Conway in default, and (2) was the City satisfied with Conway’s efforts to remedy the breach. Conway claims the City had to sa tisfy a different two part test (1) was Conway in defa ult, and (2) did Conway neglect or refuse to correct rejected work. Conway also asserts that any error the trial court made in applying the correct test was harmless. The City correctly notes the parties’ contract form contains two termination provisions . First, p aragraph 22 of the c ontract provides that violation of a statute or regulation is “ good cause” for terminating the c ontract: 22. Termination. The City shall be entitled to terminate t his Contract for good cause. “Good cause” shall include, but shall not be limited to, any one or more of the following events : d. Contractor ’ s failure to comply with Federal, state or local laws, rules or regulations Second, t he c ontract incorporates the Washington State Department of Transportation (“WSDOT” ) Standard Specifications for Road, Bridge , and Municipal Construction (2014) , which provided the general terms of the contract. Section 1

- 08.10(1) of the se specifications contains terms relating to termination of the contract and allows the
contr acting a gen cy to terminate the c ontract upon the occurrence of any one or more of the following events:No. 80649

- 1

- I / 5

5 1. If the Contractor fails to supply sufficient skilled workers or suitable materials or equipment;
2. [Inapplicable]
3. [Inapplicable]
4. If the Contractor disregards laws, ordinances, rules, codes, regulations, orders or similar requirements of any public entity having jurisdiction;
5. If the Contractor disregards the authority of the Contracting Agency;
6. If the Contractor performs Work which deviates from the Contract, and neglects or refuses to correct the rejected Work; or
7. If the Contractor otherwise violates in any material way any provisions or requirements of the Contract. Once the Contracting Agency determines that sufficient cause exists to terminate the Contract, written notice shall be given to the Contractor and its Surety indicating that the Contractor is in breach of the Contract and that the Contractor is to remedy the breach within 15 calendar days after the notice is se nt. ... If the remedy does not take place to the satisfaction of the Contracting Agency, the Engineer may, by serving written notice to the Contractor and Surety either:
1. Transfer the performance of the Work from the Contractor to the Surety; or 2. Terminate the Contract ...
The contract form contains the following provision addressing conflicts between the form and the attached specifications, “ This Contract and any attachments contain the entire Contract between the parties. Should any language in any attachment conflict with

a ny language contained in this Contract, the terms of this Contract shall prevail.” So, if any provision of the specifications conflict s with paragraph 22 , then paragraph 22 controls

. The City relies on this conflict coordination provision to assert that once Conway violated a state safety regulation, paragraph 22 gave it the right to terminate the contract without providing the cure opportunity found in Section 1

- 08.10(1) . We disagree.No. 80649

- 1

- I / 6

6 Washington courts “ ‘ follow the objective manifestation theory of contracts .’ ” 7 So , we “ focus on the agreement’s objective manifestations to ascertain the parties’ intent.” 8 We look to the face of the agreement, but when the language is ambiguous , we may also look to extrinsic evidence of intent. 9 Paragraph 22 and s e ction 1

- 08.10(1) do not conflict in the way asserted by the City. Paragraph 22 defines one act of default , and s ection 1

- 08.10(1) identifies additional acts of default. Paragraph 22 is silent about termination procedure and opportunity for
cure. This si lence does not place paragraph 22 in conflict with s ection 1

- 08.10(1) ’s procedural and cure provisions. Instead, s ection 1

- 08.10(1) supplements paragraph 22 by providing specific procedures and timelines for action. The City’s own conduct before
terminat ion shows that it understood this to be the relationsh ip between these provisions. Its notices and correspondence with Conway repeatedly referenced s ection 1

- 08.10(1) and never relied on paragraph 22. These notices also identified a cure period. Only in litigation did the City discover a conflict. The City also claims Conway had to remedy all asserte d breaches within 15 days
to satisfaction. The contract allows the City to terminate “if the [c]ontractor performs [w]ork which deviates from the [c]ontr act, and neglects or refuses to correct rejected [w]ork.” It also states that once the City gives notice, Conway “is to remedy the breach within 15 calendar days after the notice is sent . . . [and] [i]f the remedy does not take place to the satisfaction of the [c]ontracting agency, the [e]ngineer may . . . [t]erminate

7 Kelley v. Tonda , 198 Wn. App. 303, 311, 393 P.3d 824 (2017) (quoting Hearst Commc’ns, Inc. v. Seattle Times Co. , 154 Wn.2d 493, 503, 115 P. 3d 2 62 (2005)

. 8 Martin v. Smith , 192 Wn. App. 527, 532, 368 P.3d 227 (2016). 9 Kelley , 198 Wn. App. at 312.No. 80649

- 1

- I / 7

7 the [c]ontract.” So, the City was only justified in terminating the contract for rejected work if Conway neglected or refused to correct the rejected work. The trial court used the
appropr iate test in determining whether the City was justified in terminating Conway for rejected work. As the City notes, the “neglect or refuses to correct” provision applies only to rejected work breaches and not violation of law breaches. So , Conway had 15 days to cure the safety breach. But, to the extent the trial court used the wrong test for the safety violation, that error was harmless because Conway cured the only safety breach within 15 days. Termination Justification The City claims that once it d emonstrated that Conway defaulted due to the safety violation, the liability phase of the case should have ended.
In c ontract disputes like this one , where the Government is a party, the Government has the burden of proving whether termination of a contr act for default was justified. 10
The trial court found the City was unjustified in terminating Conway because Conway addressed the safety issues when it worked directly with L&I: Finding of Fact No. 59 : While the City complains of ongoing safety concerns existing on the site, at the time of termination the unsafe trench detailed in these findings was being addressed during the suspension period between Conway and the Department of Labor and Industries. In Remedy Item No. 9 of Exhibit 44, the City essentially deferred the safety issue to the Department of Labor and Industries, stating, “ If the contractor does no t correct the deficiency to L&l’ s satisfaction, the City will suspend operation until the work si te is deemed safe again by L&I.” After at least two inspections of the Projec t site and meetings with Conway’ s principals, the Department of Labor and Industries perceived no ongoing safety issues. In

10 Lisbon Contractors, Inc. v. U.S. , 828 F.2d 759, 765 (Fed. Cir. 1987)

.No. 80649

- 1

- I / 8

8 Exhibit 119, the City admitted there were no further safety issues on site after March 9, 2016. This item consequently is found to have been cured by the end of the suspension period

. After the City provided notice to Conway , that it had breached the contract, Conway had 15 days to cur e the identified safety breach. It did so by working with L&I to address the safety concerns and then by notifying the City about its actions. Because L&I detected no ongoing safety issues after the original safety issue , which Conway addressed, the court found any breac h by Conway was resolved. Substantial evidence established that Conway resolved the safety regulation breach , which the City asserts justified termination. Subsequently Discovered Evidence The City next claims it can justify termination with subsequently discovered evidence. It relies on Mega Construction Company, Inc. v. United States 11 as support for
the claim that L&I’s citation for the safety violation after the City terminated the contract justified the decision to terminate. But, Mega Construction explains how the termination

w as justified because of not only discovered violations after the termination , but because of the violations discovered before the termination. 12
In this case, the trial court held that Conway cured the pre

- termination breach within 15 days of notice. So , any post
- termination violations are irrelevant and Mega Construction is not analogous.

11 29 Fed. Cl. 396 (Fed. Cl. 1993). 12 29 Fed. Cl. at 421

- 22.No. 80649

- 1

- I / 9

9 Good Faith The City also asserts that because Conway breached a specific condition of default, the only remaining questions were whether the City was satisfied with Conway’s performance and whether the City exercised good faith in its exercise of discretion. It claims the trial court made no finding that the City acted in bad faith. But, the trial court found that Conway was not in breac h at the time of termination, so the trial court did not err in failing to make a good faith effort analysis. Set

- Off for Defective Work The City next claims the trial c ourt should have considered claims for replacing the defective work it discovered afte r it termi nated Conway. The City asserts the contract “specifically allows a set

- off for defective work, even where the termination is one for
convenience.” The relevant contract provision states: The total payment for any one item in the case of a deleti on or partial termination shall not exceed the Bid price as modified by approved change orders less the estimated cost (including overhead and profit) to complete the Work and less any amount paid to the Contractor for the item.
T his contract provision a pplies only to cases involving deletion, such as when the “[e]ngineer may delete [w]ork by change order,” or partial termination. Here, the City completely terminated the entire contract, so no “deletion” or “partial termination” occurred. This provision does not apply.
T he Cit y also claims the trial court refused to consider claims for replacing defective work first discovered af ter the City terminated Conway. The City frames this defect issue as a timing issue. But , the trial court did not rely on t iming of discovery to reject this claim. It rejected it because the City did not provide Conway an opportunity toNo. 80649

- 1

- I / 10

10 cure , or timely investigate , the alleged defects as required by the contract. 13 No Washington case law addresses whether a breaching party is entitled to a set

- off when it did not give the other non - breaching party an opportunity to cure alleged defects. But, Shelter Products , Inc. v. Steelwood Construction, Inc

. 14 addressed this issue. We find this case persuasive and follow it here. There, the court held that a breaching party is not
entitled to a set

- off for allegedly defective wo rk upon the breaching party’s termination for convenience where the breaching part y did not give the other party notice of defects and opportunity to inspect, cure, or complete work. 15 The City acknowledges that it did not give Conway an opportunity to cure or investigate these defects. And , the City provides no persuasive reason why w e should not follow Shelter Products

. 16 The City’s assertion that Ducolon Mech. Inc., v. Shinstine/Forness, Inc

. entitles it to set

- off its costs for Conway’s defective work lacks merit because both parties breached the contract. 17 Here , only the City fail ed to cure a breach, so Ducolon is not analogous or helpful. Because the City breached by terminating the contract , and did not provide Conway an opportunity to cure alleged defects, the City was not entitled to its claimed post
- termination damages and costs.

13 The contract provides that upon Conway performing work that deviates from the contract that it neglects or refuses to correct, it has 15 days to cure. So, this contract provision requires the City to inform Conway of defects and give them an opportunity t o cure. 14 257 Or. App. 382, 402, 307 P.3d 449 (2013)

. 15 Shelter Products , 257 Or. App. at 3 98

- 99

. 16 The trial court cited to Shelter Products in its conclusion of law that the City’s claim for post
- terminatio n damages and costs are denied. 17 77 Wn. App. 707, 713, 893 P.2d 1127 (1995).No. 80649

- 1

- I / 11

11 Attorney s’ Fees The City asserts the trial court should not have awarded Conway attorney fees
because Conway w as required to make an offer of settlement. As a result, Conway is not the prevailing party for purposes of awarding fees. We agree. An appellate court reviews de novo whether the prevailing party was entitled to attorney fees. 18 RCW 39.04.240(1) states , “[t]he provisions of RCW 4.84.250 through 4.84.280 shall apply to an action arising out of a public works contract in which the state or a municipality, or other public body that contracts for public works, is a party.” This statute also creates two except ions ( 1 ) t he maximum dollar limitation in RCW 4.84.250
does not apply, and ( 2 ) the time period for serving offers of settlement on the adverse party is not less than 30 days and not more than one 120 days after completion of the service and filing of the summons and complaint. RCW 4.84.260 states, “The plaintiff . . . shall be deemed the prevailing party . . . when the recovery, exclusive of costs, is as much as or more than the amount offered in settlement by the plaintiff . . . as set forth in RC W 4.84.280.” 19 When a party does not make an offer of settlement in a lawsuit involving a public works contract, it cannot recover
attorne y fees. 20

18 Ethridge v. Hwang , 105 Wn. App. 447, 459

- 60, 20 P.3d 958 (2001). 19 RCW 4.84.260. 20 Hertz v. Riebe , 86 Wn. Ap p. 102, 107, 936 P.2d 24 (1997); Filipino American League v. Carino , 183 Wn. App. 122, 130, 332 P.3 d 1150 (2014) (“the unambiguous language of RCW 4.84.290 authorizes an award of fees on appeal only where the party is eligible for an award under RCW 4.84.250. RCW 4.84.250 and RCW 4.84.260 required the League to make an offer of settlement to become a pr evailing party. The League made no such offer. Therefore, it is not the prevailing party within the meaning of RCW 4.84.250 and RCW 4.84.290.”).No. 80649

- 1

- I / 12

12 Conway claims that “[i]t was not necessary for Conway to make an offer of settlement under RCW 39.04.240 in or der to obtain a fee award” because “RCW
39.04.240 is not an exclusi ve remedy.” Conway asserts the contract’s fee provision provides a different remedy than RCW 39.04.240. Conway relies on King County v. Vinci Construction Grands Projects/Parson s RCI/Fron tier

- Kemper, JV

. 21 The City asserts this response is precluded by RCW 39.04.240( 2 ) , which states: The rights provided for under this section may not be waived by the parties to a public works contract that is entered into on or after June 11, 1992, and a provision in such a contract that provides for waiver of these rights is void as against public policy. However, this subsection shall not be construed as prohibiting the parties from mutually agreeing to a clause in a public works contract that requires submission of a dispute arising under the contract to arbitration. The City claims this statute voids the parties’ contract to the extent it waives the City’s statutory right, under RCW 4.84.260, to receive an offer of settlement before being exposed to an attorney fee claim. Conway does not respond directly to this argument

. King County v. Vinci does not support Conway’s position. There, our Supreme Court considered whether RCW 39.04.240(1) abrogated a common law right of attorney
recovery available in certain types of insurance litigation. The court did not address any argument involving the anti

- waiver provisions of RCW 39.04.240(2). Our legislature has determined that government entities should receive an early opportunity to settle public works co ntract litigation by requiring an early settlement offer from a claimant who wishes to preserve a claim for attorney fees. And , the legislature has declared void any contract provision waiving the government entity’s right to receive an early settlement o ffer before being exposed to an attorney fee claim as part of the

21 188 Wn.2d 627, 398 P.3d 1093 (2017).No. 80649

- 1

- I / 13

13 consequences of losing a lawsuit involving a public works contract. The statute is unambiguous. So, because Conway did not make a timely settlement offer, it was not a prevailing party for purposes of awarding attorney fees. We reverse the trial court’s fee award to Conway. The City A ttorney ’s Fees The City requests attorney fees if it prevails on the contract termination issue. Because it does not, we deny t he City’s request for attorn ey fees. CONCLUSION We affirm in part and reverse in part. Substantial evidence supports the trial court decision that the City failed to justify its contract termination. Also, the City was not entitled to post

- termination damages , because it did not give Conway an opportunity to cure alleged defects. We reverse on the trial court’s award of attorney fees to Conway and otherwise affirm the trial court. We deny attorney fees for both parties on appeal.

WE CONCUR: