----

----

|   | · | Annex A: | System Technology and Architecture |
|--------|--------|----------|------------------------------------|

|   | · | Annex B: | Project Statement of Work (“SOW”) |
|--------|--------|----------|-----------------------------------------------|

|   | · | Annex C: | Bill of Materials BOM and Prices |
|--------|--------|----------|---------------------------------------|

|   | · | Annex D: | Payment Terms |
|--------|--------|----------|---------------|

|   | · | Annex E: | Project Implementation Plan |
|--------|--------|----------|-----------------------------|

----

|   | · | Annex F: | Project Managment Plan |
|--------|--------|----------|-----------------------------|

|   | · | Annex G: | Format of Forms |
|--------|--------|----------|-----------------|

|   | · | Annex H: | Maintenance Agreement |
|--------|--------|----------|-----------------------|

|   | · | Annex I: | Liability, Indemnification, Insurance |
|--------|--------|----------|---------------------------------------|

|   | · | Annex J: | Mutual Confidentiality Agreement |
|--------|--------|----------|---------------------------------------|

|   | · | Annex K: | Guarantees |
|--------|--------|----------|------------|

|   | · | Annex L: | Intellectual Property Agreement |
|--------|--------|----------|---------------------------------|

----

----

|   | · | PM1 – First Payment - AdvancePayment: An amount of Three Million Five Hundred Thousand Balboas(B/3,500,000.00) as advance payment for the purchase of the works and equipment subject matter of this Contract. This amount includes ITBMS (VAT). |
|--------|--------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | · | PM2 –Second Payment: An amount of Three Million Four Hundred Ninety Seven Thousand and Eight Hundred Balboas(B/3,497,800.00) that corresponds to the remaining total value of this Contract, including ITBMS which shall be payable  within 30 days after the implementation and integration of the System (Milestone AM6) and the submission of the respective invoices for the works. |
|--------|--------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | 1.1. | Analyze the requirements and design OF the Project as defined in the Contract. |
|--------|------|--------------------------------------------------------------------------------|

|   | 1.2. | Nominate CONTRACTOR’s Project Steering Committee members. Assign a project management team (as defined in Appendix F - Project Administration Plan), and allocate Project Manager which shall have the full authority and capacity to take and implement decisions on behalf of the CONTRACTOR. |
|--------|------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 1.3. | Develop, adapt, integrate, install, test and train the required equipment, software and necessary applications and provide training. |
|--------|------|--------------------------------------------------------------------------------------------------------------------------------------|

|   | 1.4. | Implement an End-to-End turnkey system for Registration and Identification of individuals and personalization (at embassies) of Electronic Visa Stickers for the foreigners visiting Panama, and Electronic Border Control functionality for checking passports and these electronic visas (the “Project”). |
|--------|------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | 1.5. | Use one or two interfaces to the STATE’s business rules module of border transit control, based on specifications to be prepared by the STATE to check whether specific individuals are permitted or not to enter / exit the country. All entry / exit transactions will be reported to the existing border control center. |
|--------|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 1.6. | Supply of 25,000 contactless secured eVisa stickers. |
|--------|------|------------------------------------------------------|

|   | 1.7. | Design the System with a capacity to complete enrollment and personalization of 1,000,000 people. |
|--------|------|---------------------------------------------------------------------------------------------------|

|   | 1.8. | Provide a Magna AFIS system that will verify the uniqueness of each person registering for eVisa. |
|--------|------|---------------------------------------------------------------------------------------------------|

|   | 1.9. | Train the qualified trainers assigned by the STATE. |
|--------|------|-----------------------------------------------------|

|   | 1.10. | Supervise the operation of the Central Site. |
|--------|-------|----------------------------------------------|

|   | 1.11. | Provide Maintenance levels 3 and 4 (as defined in Appendix H – Maintenance Agreement) for the supplied components for duration as specified in the Agreement. |
|--------|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 1.12. | Provide operation reports for the progress of the project. |
|--------|-------|------------------------------------------------------------|

| 2. | The STATE shall have the following obligations. |
|----|-------------------------------------------------|

|   | 2.1. | Approve the CONTRACTOR’s Project Steering Committee members. |
|--------|------|--------------------------------------------------------------------|

|   | 2.2. | Assign a project management team (as defined in Appendix F - Project Management), and allocate Project Manager which shall have the full authority and capacity to take and implement decisions on behalf of STATE, which shall have the following qualifications. |
|--------|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.2.1. | Experienced in managing a National ID or a large-scale IT project. |
|--------|--------|--------------------------------------------------------------------|

|   | 2.2.2. | Has technical and commercial capacity to manage the Project. |
|--------|--------|--------------------------------------------------------------|

|   | 2.2.3. | Being able to take over the Project management full operations in the future. |
|--------|--------|-------------------------------------------------------------------------------|

|   | 2.3. | Provide and allow access to authorized personnel of the CONTRACTOR, to physical facilities (buildings), where the project implementation work shall be done, which shall be furnished with air conditioning, electricity (including backup power generation and uninterruptible power supply - UPS), water, fire extinguishers, networking infrastructure, WAN and LAN, network security and physical security and access to Internet services. |
|--------|------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.4. | Allocate spaces for system integration, located near the main site, but readily accessible to the CONTRACTOR’s staff, equipped with all components as detailed in section 3.3 of Annex B – Scope of Work, enabling swift an efficient integration and testing work. Eventually this area can become a test laboratory for testing new software releases before deployment on the live system. |
|--------|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | 2.5. | Provide and maintain the secure communication link between the project’s sites (Center, , embassies, and border control sites) and the existing border control server, as will be required for the project operation. |
|--------|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.6. | Assign personnel for operating all the workstations and functions of the system. The operators should be properly trained in the STATE’s specific rules and procedures, have adequate computer usage skills and have used similar PC applications in the past. |
|--------|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.7. | Assign DBA, SysAdmin and NetAdmin professionals to manage the computer center, the communication lines, and all the sites after their delivery by the CONTRACTOR. These IT professionals should be qualified (MCSE, Oracle DBA, CCNA or similar as applicable), with previous experience of enterprise level systems. These professionals will be trained and certified by the CONTRACTOR to know the specific system at hand. |
|--------|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.8. | Operate the System only with trained personnel, who have been qualified and certified by the CONTRACTOR, to work with the various sub-systems, and only according to the CONTRACTOR’s approved operation manuals and procedures. |
|--------|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.9. | Provide the specification and API for the interface to the existing border control system immediately upon the start of the project. Provide means for remote integration testing to an identical testing system from the development site. |
|--------|------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.10. | Provide timely responses during the design and operational phases. Issues raised, should be addressed by the parties within not more than 3 working days. |
|--------|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.11. | Support and participate in all mutual activities: integration, acceptance tests, etc. |
|--------|-------|---------------------------------------------------------------------------------------|

|   | 2.12. | Allow access to the CONTRACTOR’s staff to the relevant sites and offices, after fulfilling the respective formalities needed agreed by the parties. |
|--------|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.13. | Provide physical security to the Project’s sites. This security would cover all the sites, as well the security of the CONTRACTOR and its personnel and equipment at all times. |
|--------|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.14. | Provide to the CONTRACTOR the necessary facilities to operate the project. |
|--------|-------|----------------------------------------------------------------------------|

|   | 2.15. | Use its best efforts to support the CONTRACTOR during the entire project logistics phase. |
|--------|-------|-------------------------------------------------------------------------------------------|

|   | 2.16. | Request the approval and presence of the technical personnel of the CONTRACTOR’s before any access, use, modification or any other operation of the CONTRACTOR’s products. |
|--------|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.17. | Provide the CONTRACTOR with Visa application forms if needed. |
|--------|-------|---------------------------------------------------------------|

|   | 2.18. | Make payments within the period provided in the Contract. |
|--------|-------|-----------------------------------------------------------|

----

|   | 2.19. | Make payment of penalty interests, by the entity in the provisions of paragraph 9 of Article 12 of Law 22 of June 27, 2006. |
|--------|-------|-----------------------------------------------------------------------------------------------------------------------------|

|   | 2.20. | Receipt the contractual goods and services and issue the acceptance certificate timely as specified in paragraph 8 of Article 12 of Law 22 of 27 June, 2006. |
|--------|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.21. | Bear all costs of transport, accommodation and other expenses of the Official staffs of the Embassies and/or Consulates to be trained in the management of the System. |
|--------|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

----

----

|   | · | The class and purpose of the contract shall not be modified. |
|--------|--------|--------------------------------------------------------------|

|   | · | The new costs shall require all needed authorizations or approvals from the entities who acknowledged the main contract according to its amount. |
|--------|--------|--------------------------------------------------------------------------------------------------------------------------------------------------|

|   | · | Any modification made to the main contract shall be part of the latter; and the original contract and any modification thereto shall be deemed a single contractual relationship for all legal purposes. |
|--------|--------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | · | The CONTRACTOR shall have the obligation to continue the works. |
|--------|--------|-----------------------------------------------------------------|

----

----

| Name:  | Mr. Ohad Bashan |
|-------------|-----------------|

| Title:  | President |
|--------------|-----------|

| Telephone No:  | 972-4-68685000 |
|---------------------|----------------|

| Address:  | ZHR Industrial Zone, Rosh Pina, 12000 Israel |
|----------------|----------------------------------------------|

| Email:  | ohad@otiglobal.com |
|--------------|--------------------|

| Name:  | Ventura Vega O. |
|-------------|-----------------|

| Title:  | Director of Administration and Finance |
|--------------|----------------------------------------|

| Telephone No: | +(507) 512-2054 |
|---------------|-----------------|

| Address:  | Calle 2da. Catedral, Corregimiento de San Felipe Edif.Sede |
|----------------|------------------------------------------------------------|

| Email:  | _____________________ |
|--------------|-----------------------|

----

----

|   | a) | If the delay or setback results from force majeure in accordance with the causes established in Clause Twenty-Three hereof; |
|--------|----|-----------------------------------------------------------------------------------------------------------------------------|

|   | b) | If the delay or setback is caused by action of the STATE (including delay in responding to the CONTRACTOR’s petitions or requirements); |
|--------|----|-----------------------------------------------------------------------------------------------------------------------------------------------|

|   | c) | If the delay or setback does not change the project’s final delivery date (as set forth in Annex D, as HC7.) |
|--------|----|--------------------------------------------------------------------------------------------------------------------|

|   | d) | Due facts and acts of the administration impairing the contract’s performance by the CONTRACTOR under the terms stipulated herein. |
|--------|----|------------------------------------------------------------------------------------------------------------------------------------------|

----

| a) | Immediately upon the termination of this Contract, the STATE shall discontinue the use of the CONTRACTOR’s logos, brands, and trade names, unless the CONTRACTOR had previously authorized such use after the Contract’s expiration or conclusion. |
|----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| b) | The STATE commits to return all the confidential documentation, materials, and copies that are in the STATE’s possession or control, within fifteen (15) days following the Contract’s expiration or conclusion date. |
|----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| c) | All agreements, covenants, representations agreed on under this Contract shall continue in full force and effect pursuant to their terms during the compliance period; however, the clauses concerning the Confidentiality and Intellectual Property Rights shall remain effective after the conclusion of this Contract. |
|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 1. | The CONTRACTOR’s failure to start works within thirty (30) calendar days following the date established in the Order to Proceed. |
|--------|----|----------------------------------------------------------------------------------------------------------------------------------------|

|   | 2. | The constitution of a creditor’s action or bankruptcy proceeding against the CONTRACTOR; or the latter having suspended or stopped payments without the corresponding declaration of bankruptcy; |
|--------|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3. | The CONTRACTOR’s dissolution. |
|--------|----|-------------------------------------|

|   | 4. | The CONTRACTOR’s financial inability which is always presumed in the cases stated in item (3) hereof; |
|--------|----|-------------------------------------------------------------------------------------------------------------|

|   | 5. | Failure to comply with the Contract: The following shall be deemed grounds for Administrative Rescission due to failure to perform the Contract: |
|--------|----|--------------------------------------------------------------------------------------------------------------------------------------------------|

|   | a. | The CONTRACTOR’s refusing or failing to carry out any part of the contract’s purpose in a timely manner that guarantees its satisfactory completion within the period specified herein in the Contract, including any duly authorized extension of; |
|--------|----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | b. | Not having started the execution within the established timeframe. |
|--------|----|--------------------------------------------------------------------|

|   | c. | Any action by the CONTRACTOR aimed to alter the intention of this Contract; |
|--------|----|-----------------------------------------------------------------------------|

----

|   | d. | The abandonment or suspension of the execution without the required authorization duly provided; |
|--------|----|--------------------------------------------------------------------------------------------------|

----

----

|   | FOR THE STATE By: /s/ Jose Raul MuilnoName: Jose Raul Muilno Title:   Minister of Public Security |   | FOR THE CONTRACTOR By: /s/ Judy RobertName: Judy RobertTitle:   Vice President of Business and Development For Latin America |
|--------|------------------------------------------------------------------------------------------------------------------|--------|--------------------------------------------------------------------------------------------------------------------------------------------------|

|   | By /s/ Migdalys Poveda C.Name: Migdalys Poveda C.Title:   Supervisor of the Finance Ministry |
|--------|--------------------------------------------------------------------------------------------------------|

----

| Appendix A - System Technology and Architecture |
|-------------------------------------------------|

| 1 | Overview |
|---|----------|

| 2 | Project Phases & Definitions |
|---|----------------------------------|

|   | a. | In this phase the system will provide the following processes: |
|--------|----|----------------------------------------------------------------|

|   | i. | At the embassy: |
|--------|----|-----------------|

|   | 1. | Enrollment of visa applicant for 2 embassies |
|--------|----|----------------------------------------------|

|   | 2. | Verifying the AFIS via secured line (VPN) to the center at Panama |
|--------|----|-------------------------------------------------------------------|

|   | 3. | Issuing of eVisa to the applicant |
|--------|----|-----------------------------------|

|   | ii. | At the eBorder control station: The operator will be able to verify for the eVisa that was issued at the embassies; |
|--------|-----|---------------------------------------------------------------------------------------------------------------------|

|   | 1. | the identity of the eVisa holder by comparing his live finger print to his data stored within the eVisa. |
|--------|----|----------------------------------------------------------------------------------------------------------|

|   | iii. | Main (and DR when optional) centers would be implemented based on standard tower type servers |
|--------|------|-----------------------------------------------------------------------------------------------|

|   | a. | At the second phase (after 8 months), the system will be upgraded to included both fully equipped data centers and all components of the system will be supplied. |
|--------|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 3 | Software Base |
|---|---------------|

| 3.1 | Characteristics |
|-----|-----------------|

----

----

----

| 4 | eVisa System |
|---|--------------|

| 4.1 | Data Capture (Work Stations) - Software |
|-----|-----------------------------------------|

| 4.1.1 | Characteristics |
|-------|-----------------|

|   | · | All the images acquired are compressed using JPEG or JPEG2000 format to save the images. |
|--------|--------|------------------------------------------------------------------------------------------|

|   | · | All stored fingerprint images use the WSQ standard. |
|--------|--------|-----------------------------------------------------|

|   | · | JPEG or TIFF images are used for signatures and scanned documents |
|--------|--------|-------------------------------------------------------------------|

|   | · | The NIST format is used for image interchange with AFIS system |
|--------|--------|----------------------------------------------------------------|

|   | · | ISO/IEC International Standard 10918-1, Information Technology - Digital Compression and Coding of Continuous-Tone Still Images Part 1: Requirements and Guidelines. This is commonly referred to as the JPEG (Joint Photographic Experts Group) algorithm. |
|--------|--------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | · | ISO/IEC International Standard 15444-1, JPEG 2000, Information Technology – Digital Compression and Coding of Continuous-Tone Still Images Part 1: Requirements and Guidelines. |
|--------|--------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | · | IAFIS-IC-0110 (V3) WSQ Gray-scale Fingerprint Image Compression Specification, December 19, 1997. |
|--------|--------|---------------------------------------------------------------------------------------------------|

----

|   | · | NIST Special Publication 500-271. ANSI/NIST-ITL 1-2007. Data Format for the Interchange of Fingerprint, Facial, & Other Biometric Information – Part 1 |
|--------|--------|------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 1. | Registry Section |
|--------|----|------------------|

|   | · | General - The core registry system handles the workflow of processing requests in the system and provides services to the entire system, including security, administration, querying, reporting and interface to neighboring systems. The system has an investigation desk that handles all the exceptions encountered in the normal processing flow. Finally, validated applications are approved for eVisa issuing. |
|--------|--------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | · | Forms Scanning – The original filled-up Application Forms can be scanned, using scanners in the capture station, and connected to the applicants’ records, thus establishing an electronic archive of those forms, for future investigation. This would also allow (i) easier and more efficient handling of applications (especially exceptions); and (ii) to store those forms in a low-cost far away storage place. |
|--------|--------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2. | Biometrics – After successful completion of data validation, the applicant's fingerprints are sent to a Biometric Automatic Fingerprint Identification Sub-system (AFIS) for 1 to many (1:N) search and clearance. This process avoids the creation of double (or multiple) entries for the same applicant, in the Database. Suspicious records are forwarded to investigation. |
|--------|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3. | Security & HSM / CA – The solution includes security measures that cover every aspect of its usage and the usage of the produced documents. This begins from customized permissions that cover every functional subsystem and restrict access to specific users and computers. Cryptographic means protect the communication channels and magnetic media in order to safeguard the data. Security means in the preprinted document are combined with security means in personalization to provide a tailor-made security suite for each customer. Biometrics and cryptography enable highly secure uses of the produced document. |
|--------|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 4. | Personalization – After receiving an issuing request, the blank eVisa sticker is personalized with the applicant's record's data by graphically printing onto the document and electronically writing to the chip. The document personalization process includes interfaces to Cryptographic systems (PKI-Public Key Infrastructure) e.g. the supplied HSM and CA, as needed, to protect the data in the chip. All the security materials involved in the process are managed by the dedicated warehouse Inventory module. |
|--------|----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 5. | Quality Control(QC)- The finished document undergoes a series of Quality Control tests, including visual and automatic Chip-content inspections. |
|--------|----|--------------------------------------------------------------------------------------------------------------------------------------------------|

----

| Process Number | Process Description                            | Estimated Process Duration (in minutes) | Notes  |
|----------------|------------------------------------------------|----------------------------------------------|--------|
| 1              | Information station                            | 1.0                                          |   |
| 2              | Payment at Cashier and Application Form buying | 2.0                                          |   |
| 3              | Waiting Area and filling up applications       |                                         | **     |
| 4              | Enrollment                                     | 7.0                                          | **     |
| 5              | Registry                                       | 2.0                                          |   |
| 6              | Biometrics (AFIS) (Excluding network delays)   | 2.0                                          |   |
| 7              | Security HSM and CA (Excluding network delays) | 1.0                                          |   |
| 8              | Personalization                                | 3.0                                          | **     |
| 9              | Quality Control                                | 1.0                                          | **     |
| 10             | Delivery                                       | 1.0                                          |   |
|           | Total estimated  Processing time          | 20.0                                         |   |

|   | · | No extreme process delay |
|--------|--------|--------------------------|

|   | · | Reasonable public arrival to embassy offices |
|--------|--------|----------------------------------------------|

|   | · | Average service times of the embassy employees |
|--------|--------|------------------------------------------------|

----

| The solution is to use server virtualization in order to provide a more reliable and easier to manage and maintain runtime environment. Company will provide two large host servers, one of which will be a backup for the other. Each server will host virtual servers for the Registry, Printing, and PKI (CA). These servers will be connected to an external storage array. |   |
|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|

|   | (1) | Characteristics |
|--------|-----|-----------------|

|   | · | Resolution: 2 Megapixel |
|--------|--------|-------------------------|

|   | · | Hi-speed USB channel |
|--------|--------|----------------------|

|   | (1) | Characteristics |
|--------|-----|-----------------|

| The delivered fingerprint reader is Cogent CS500e for capturing 4 fingers. The main reader specs are: |  |
|-------------------------------------------------------------------------------------------------------|--|

|   | · | Optical Reader |
|--------|--------|----------------|

|   | · | Resolution 500 dpi |
|--------|--------|--------------------|

|   | · | USB connection |
|--------|--------|----------------|

|   | · | Platen are: 3.2” X 3.0” |
|--------|--------|-------------------------------------|

|   | · | FBI certified |
|--------|--------|---------------|

----

| 4.2.3 | Signature Capture |
|-------|-------------------|

|   | (1) | Characteristics |
|--------|-----|-----------------|

|   | · | Resolution: 410 dpi                     |   |
|--------|--------|-----------------------------------------|--------|
|   |   |                                    |
|   | · | Signature area: 4.4” X 1.4” |
|   |   |                                    |
|   | · | USB connection                          |
|   |   |                                    |
|   | · | LCD display                             |

----

| 4.3 | eVisa Sticker |
|-----|---------------|

| 4.3.1 | Characteristics |
|-------|-----------------|

|   | · | The delivered eVisa sticker is a standard visa sized, Teslin and paper based inlay sticker, with a contactless chip. The delivered eVisa fully conforms to ICAO 9303, part 2 standard and ISO 14443, 7816-4. The delivered chip is ST19NR66. |
|--------|--------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | · | The delivered eVisa chip is guaranteed to last at least 10 years. |
|--------|--------|-------------------------------------------------------------------|

|   | · | The delivered eVisa is of Teslin based core with security paper and adhesives and is fully suitable for inkjet personalization. |
|--------|--------|---------------------------------------------------------------------------------------------------------------------------------|

|   | · | The delivered eVisa bears the following security printing and features: |
|--------|--------|-------------------------------------------------------------------------|

|   | o | Microtext, |
|--------|---|------------|

|   | o | UV, |
|--------|---|-----|

|   | o | Guilloche |
|--------|---|-----------|

|   | o | Rainbow |
|--------|---|---------|

|   | o | Shadow image |
|--------|---|--------------|

|   | o | Metallic hologram |
|--------|---|-------------------|

|   | o | Security fibers embedded in the paper |
|--------|---|---------------------------------------|

----

|   | · | The delivered ST19NR66 contactless chip fully complies with ICAO LDS v1.7 requirements for electronic passport, and has 66KB memory. |
|--------|--------|--------------------------------------------------------------------------------------------------------------------------------------|

|   | · | The delivered chip Operating System is OTI’s HerculesTM Operating System for ePassports. |
|--------|--------|-----------------------------------------------------------------------------------------------------|

|   | · | The delivered chip supports communication at 848 kbps. |
|--------|--------|--------------------------------------------------------|

| 4.4 | Personalization |
|-----|-----------------|

|   | · | Visa personalization printer |
|--------|--------|------------------------------|

|   | · | Chip reader/writer for personalizing the chip |
|--------|--------|-----------------------------------------------|

| 4.5 | PCs |
|-----|-----|

| 4.6 | Printing |
|-----|----------|

----

| 4.7 | AFIS |
|-----|------|

| 4.7.1 | Characteristics |
|-------|-----------------|

|   | · | The fingerprints collected during the capture process will be used to identify attempted fraud by duplicate registration. The AFIS system compares any new fingerprint all the fingerprints collected till now. If a match is found it should be reported as a candidate for fraud to the investigation workstation of the system. |
|--------|--------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | · | The AFIS system for the pilot should cater to 500,000 records recorded over the period of 12 months. The AFIS system for the full project may need to be increased depending on demand for eVisas. |
|--------|--------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | • NIST Best Practices for Capturing Mugshots and Facial Images, Version 2.0, 1997. |
|--------|------------------------------------------------------------------------------------------|

|   | • ISO/IEC IS 10918-1: JPEG Standard. |
|--------|--------------------------------------------|

|   | • ISO/IEC 15444-1:2000: JPEG 2000. |
|--------|------------------------------------------|

|   | • ISO/IEC 19794-5: Information Technology – Biometric Data Interchange Formats – Part 5: Face Image Data. |
|--------|-----------------------------------------------------------------------------------------------------------------------------|

|   | • ISBN 92-9194-471-8, Machine – Readable Travel Documents, Part 2: Machine Readable Visas. |
|--------|--------------------------------------------------------------------------------------------------------|

| 4.8 | Electronic Certification PKI (HSM &CA ) |
|-----|---------------------------------------------|

| 4.8.1 | Characteristics |
|-------|-----------------|

|   | · | Signing on the personal record included in each card |
|--------|--------|------------------------------------------------------|

|   | · | Creating Issuer Certificates for the Personalization PCs |
|--------|--------|----------------------------------------------------------|

|   | · | Creating Card Certificates for each Card |
|--------|--------|------------------------------------------|

|   | · | Managing Certificate Revocation Lists for Certificates |
|--------|--------|--------------------------------------------------------|

|   | · | Verify the validity of certificates |
|--------|--------|-------------------------------------|

----

| 4.9 | Migration and Integration with Actual System |
|-----|----------------------------------------------|

----

| 5 | Border Control System |
|---|-----------------------|

| 5.1 | Border Control Station - Software |
|-----|-----------------------------------|

| 5.1.1 | Characteristics |
|-------|-----------------|

|   | 6. | Border Control System |
|--------|----|-----------------------|

| 5.2 | Hardware |
|-----|----------|

| The solution is to use server virtualization in order to provide a more reliable and easier to manage and maintain runtime environment. Company will provide two large host servers, one of which will be a backup for the other. Each server will host virtual servers for the Registry, Printing, and Hardware Security Module (HSM) and Certificate Authority (CA). These servers will be connected to an external storage array. |   |
|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|

----

| 5.2.1 | Cameras |
|-------|---------|

|   | (1) | Characteristics |
|--------|-----|-----------------|

| The delivered camera is OTI iCAD. The main camera specs are: |   |
|--------------------------------------------------------------|--------|

|   | · | Resolution: 2 Megapixel |
|--------|--------|-------------------------|

|   | · | Hi-speed USB channel |
|--------|--------|----------------------|

| 5.2.2 | Fingerprints Capture |
|-------|----------------------|

|   | (1) | Characteristics |
|--------|-----|-----------------|

|   | · | Optical Reader                      |   |
|--------|--------|-------------------------------------|--------|
|   | · | Resolution 500 dpi                  |
|   | · | USB connection                      |
|   | · | Platen are: 3.2” X 3.0” |
|   | · | FBI certified                       |

| 5.2.3 | Electronic Passport Reader |
|-------|----------------------------|

|   | (1) | Characteristics |
|--------|-----|-----------------|

|   | · | Optical Reader                        |   |
|--------|--------|---------------------------------------|--------|
|   | · | Chip reader: ISO 14443 A and B        |
|   | · | Resolution 400 dpi                    |
|   | · | USB connection                        |
|   | · | Visible, Infrared and UV illumination |

|   | · | The software application provided in the Border Control System makes use of a library of features in passports of different countries, and checks the presence of these features in the examined passport. The reader examines the passport under visible light, UV light and IR light. |
|--------|--------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

| 5.3 | PCs |
|-----|-----|

| 6 | Services |
|---|----------|

| 6.1 | Training |
|-----|----------|

----

| 1.                     | Título del Programa: Sistema de Tecnología de la Información (TI)                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                       |
|------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 2.                     | Audiencia: Personal de TI                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                              |
| 3.                     | Requisitos de participación: Experiencia en el manejo de computadoras.                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            |
| 4.                     | Duración 15 días                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                             |
| 5.                     | Lugar de presentación (incluyendo el equipo informático y el proyector si es necesario): Instalaciones del Comprador                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                         |
| 6.                     | Material que se suministrará a los participantes:: Sistema de DI y Pasaporte – Carpeta de Capacitación de Flujo de Trabajo de Procesos                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                 |
| 7.                     | Objetivo: Brindar al personal de TI un panorama general del sistema con énfasis en las fortalezas, debilidades de la infraestructura del nuevo sistema de DI y Pasaporte, y de los mecanismos de autenticación seguidos de una demostración en vivo del proceso de producción completo.                                                                                                                                                                                                                                                                                                                                                                                                                                       |
| 8.Contenidos/Material: |  P L A N  DEL CURSO·Presentación del software “MAGNA”·Descripción del Equipo y Proceso·Demostración en vivo del proceso completo·Administración del sistema·Fortaleza del Sistema·Debilidades del sistema·Procesamiento de Excepciones·Mejoras/expansiones futuras·Modificaciones al sistema·Interconectividad·Respaldo y continuidad comercial (y recuperación ante desastres si esta opción es requerida)·Instalación y plan de prueba·Conexión con oficinas Regionales del Departamento de Identificación·Sistema de Activación/ Bloqueo de Documentos·Resumen & Preguntas y Respuestas |

----

| 1.                     | Título del Programa: Sistema de emisión de DI y Pasaporte – Flujo de Trabajo de Proceso                                                                                                                                                                                                                                                 |
|------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 2.                     | Audiencia: Personal Jerárquico                                                                                                                                                                                                                                                                                                                     |
| 3.                     | Requisitos de participación: Ninguno                                                                                                                                                                                                                                                                                                               |
| 4.                     | Duración 2 días                                                                                                                                                                                                                                                                                                                               |
| 5.                     | Lugar de presentación (incluyendo el equipo informático y el proyector si es necesario): Instalaciones del Comprador                                                                                                                                                                                                                          |
| 6.                     | Material que se suministrará a los participantes: Sistema de Emisión de Pasaporte – Carpeta de Capacitación de Flujo de Trabajo del Proceso                                                                                                                                                                                        |
| 7.                     | Objetivo: Brindar al personal jerárquico un panorama general del sistema con énfasis en las fortalezas, debilidades de la infraestructura del nuevo sistema de DI y Pasaporte, y de los mecanismos de autenticación seguidos de una demostración en vivo del proceso de producción completo.                              |
| 8.Contenidos/Material: |   P L A N  DEL  CURSO ·Presentación del Sistema·Descripción del Proceso·Demostración en vivo del proceso completo·Fortaleza del Sistema·Debilidades del sistema·Procesamiento de Excepciones·Mejoras/expansiones futuras·Resumen & Preguntas y Respuestas |

----

| 1.            | Título del Programa: Capacitación de Personalización de DI                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                     |
|---------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 2.            | Audiencia: Operadores de Personalización de DI                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                           |
| 3.            | Requisitos de participación: Experiencia básica en el manejo de computadoras.                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                       |
| 4.            | Duración 5 días                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                     |
| 5.            | Lugar de presentación (incluyendo el equipo informático y el proyector si es necesario): Instalaciones del Comprador                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                |
| 6.            | Material que se suministrará a los participantes:: Manuales del Usuario de todo el Sistema                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                               |
| 7.            | Objetivo: Capacitar a los operadores de la Personalización de DI a realizar la operación de personalización sin problemas.                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                     |
| 8.Contenidos/ | PLAN DEL CURSO ·Revisión completa de PERSONALIZACIÓN·Flujo de Trabajo del Proceso de Personalización·Sesión práctica – estructura de los archivos de Datos en el sistema·Sesión Práctica – Personalización de DI·Sesión Práctica – Laminación de Personalización·Sesión Práctica – estación de Aseguramiento de Calidad·Sesión Práctica – Administración de Entrega & Inventario·Características de seguridad en DI·Sesión de Preguntas & Respuestas·Resumen |

----

| 1.                       | Título del Programa: Sistema de Reconocimiento Automático de Huellas Dactilares (AFIS)                                                                                                                                                                                                                                                                                                                                                                                                                 |
|--------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 2.                       | Audiencia: Operadores de AFIS                                                                                                                                                                                                                                                                                                                                                                                                                                                                                    |
| 3.                       | Requisitos de participación: Experiencia en el manejo de computadoras.                                                                                                                                                                                                                                                                                                                                                                                                                                      |
| 4.                       | Duración 2 días                                                                                                                                                                                                                                                                                                                                                                                                                                                                                        |
| 5.                       | Lugar de presentación (incluyendo el equipo informático y el proyector si es necesario): Instalaciones del Comprador                                                                                                                                                                                                                                                                                                                                                                                   |
| 6.                       | Material que se suministrará a los participantes:: Manuales del Usuario de todo el Sistema AFIS                                                                                                                                                                                                                                                                                                                                                                                                             |
| 7.                       | Objetivo: Capacitar a los operadores de AFIS para que realicen toda la operación AFIS en forma sencilla y sin complicaciones                                                                                                                                                                                                                                                                                                                                                                                |
| 8.Contenidos/ Materiales | PLAN DEL CURSO ·Revisión de la estructura de todo el sistema AFIS·Flujo de Trabajo del Proceso del Sistema AFIS·Sesión práctica CAPTURA DE HUELLAS DACTILARES·Sesión práctica –  Comparaciones/búsquedas en el Sistema AFIS·Sesión práctica - investigación de excepciones·Sesión práctica  – uso de base de datos de AFIS·Sesión de Preguntas & Respuestas·Resumen |

----

| 1.                       | Título del Programa: Capacitación del equipo de Soporte Técnico y Mantenimiento                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                  |
|--------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 2.                       | Audiencia: Personal Técnico                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                |
| 3.                       | Requisitos de participación: Administración del sistema, Técnicos informáticos y antecedentes de administración de base de datos.                                                                                                                                                                                                                                                                                                                                                                                                                                                                      |
| 4.                       | Duración 4 días                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                       |
| 5.                       | Lugar de presentación (incluyendo el equipo informático y el proyector si es necesario): Instalaciones del Comprador                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                  |
| 6.                       | Material que se suministrará a los participantes:: Manuales de Soporte del Sistema (para cada asistente)                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                   |
| 7.                       | Objetivo: stLograr que el personal técnico del cliente sea capaz de proveer Soporte de 1er Nivel (ver Plan de Soporte Párrafo. 2.4.3), para todo el sistema.                                                                                                                                                                                                                                                                                                                                                                                                                                                          |
| 8.Contenidos/ Materiales | PLAN DEL CURSO ·Estructura profunda del sistema·Administración del sistema·Estructura de la base de Datos·Archivos & tablas de control del sistema·Parámetros de Configuración·Mantenimiento del Sistema – limpieza de base de datos y registros·Asistencia de operación al usuario·Respaldo & Restauración·Solución de Problemas·stProcedimientos de Soporte de 1er Nivel·Sesiones Prácticas – Ejecución de todo el sistema·Resumen & Entrega de Certificados·Preguntas & Respuestas |

----

| No | Descripción               | Requisito del Curso                                                             |
|---------|--------------------------------|---------------------------------------------------------------------------------|
| 1       | Sistema Operativo              |  Instalación, Administración y Mantenimiento                     |
| 2       | Base de Datos                  | Instalación, Administración y supervisión                        |
| 3       | Comunicación              | Configuración LAN y WAN                                                    |
| 4       | Servidor                       | Instalación, Configuración, Respaldo  y Restauración   |
| 5       | Impresora                      | Instalación, Mantenimiento y soporte                                       |
| 6       | Otros accesorios del sistema   | Instalación, Mantenimiento y soporte – Laminador, Cámara, otros |
| 7       | Actualización del sistema | Arquitectura del sistema de DI y cómo integrar software de terceros        |

| 6.1.1 | Documentation |
|-------|---------------|

| Descripción                                                                    | Comentarios                                                                    |
|-------------------------------------------------------------------------------------|--------------------------------------------------------------------------------|
| Materiales de capacitación                                                     | Todos en español                                                          |
| Manuales del Usuario – Sistema de TI                                          | Incluyendo para operadores y supervisores                                      |
| Manuales del Usuario – Sistema de Personalización                        | -“-                                                                      |
| Manuales del Usuario – Sistema AFIS                                           | -“-                                                                      |
| Documentación Técnica – Para todo el equipo y software suministrado | Un juego, en inglés, para cada elemento de equipo y software suministrado |
| Manuales de Soporte del Sistema                                                     | Para el equipo de soporte técnico                                         |
| Diseño de diagramación para folletos de tarjetas de identificación   |                                                                           |

----

| Appendix B - Project Statement of Work [SOW] |
|----------------------------------------------|

| 1. | Overview |
|----|----------|

| 2. | The CONTRACTOR’s responsibilities: |
|----|------------------------------------------|

|   | 2.1 | Analyze the requirements and design the Project (as defined in the Agreement). |
|--------|-----|--------------------------------------------------------------------------------|

|   | 2.2 | Nominate CONTRACTOR’s Project Steering Committee members. Assign a project management team (as defined in Appendix F - Project Management), and allocate Project Manager which shall have the full authority and capacity to take and implement decisions on behalf of CONTRACTOR. |
|--------|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.3 | Develop, adapt, integrate, install, test and train the required equipment, software and applications. |
|--------|-----|-------------------------------------------------------------------------------------------------------|

|   | 2.4 | Implementation of an End-to-End turnkey system for Registration and Identification of individuals and personalization (at embassies) of Electronic Visa Stickers for the foreigners visiting Panama, and Electronic Border Control functionality for checking passports and these electronic visas (namely the “Project”). The required system is a visa issuing system covering all the steps from enrollment of personal data, visa registry to printing and management of Electronic Visas (eVisa) and a border control system recognizing these new visas in addition to the normal passports. The main system components are: fixed enrolment and visa personalization stations in embassies, central visa registry, workstations for management of data in registry, AFIS system, Hardware Security Module (HSM) + Certificate Authority (CA), border control stations, border control local and central servers (The implementation of a disaster recovery site is optional in this project) |
|--------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.5 | Use one or two interfaces to STATE’s business rules module of border transit control, based on specifications to be prepared by the STATE to check whether specific individuals are permitted or not to enter / exit the country. All entry / exit transactions will be reported to the existing border control center. |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.6 | Supply of 25,000 contactless secured eVisa stickers. |
|--------|-----|------------------------------------------------------|

|   | 2.7 | The system should be designed to have the capacity to complete enrollment and personalization of 1,000,000 people. |
|--------|-----|--------------------------------------------------------------------------------------------------------------------|

|   | 2.8 | Provide a Magna AFIS system that will verify the uniqueness of each person registering for eVisa. |
|--------|-----|---------------------------------------------------------------------------------------------------|

|   | 2.9 | Train the qualified trainers assigned by the STATE. |
|--------|-----|-----------------------------------------------------|

|   | 2.10 | Supervise the operation of the Central Site. |
|--------|------|----------------------------------------------|

|   | 2.11 | Provide Maintenance levels 3 and 4 (as defined in Appendix H – Maintenance Agreement) for the supplied components for duration as specified in the Agreement. |
|--------|------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.12 | Provide operation reports for the progress of the project. |
|--------|------|------------------------------------------------------------|

----

| 3. | The STATE’s responsibilities: |
|----|-------------------------------------|

|   | 3.1 | Nominate STATE’s Project Steering Committee members. |
|--------|-----|------------------------------------------------------------|

|   | 3.2 | Assign a project management team (as defined in Appendix F - Project Management), and allocate Project Manager which shall have the full authority and capacity to take and implement decisions on behalf of STATE, which shall have the following qualifications. |
|--------|-----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3.2.1 | Experienced in managing a National ID or a large-scale IT project. |
|--------|-------|--------------------------------------------------------------------|

|   | 3.2.2 | Has technical and commercial capacity to manage the Project. |
|--------|-------|--------------------------------------------------------------|

|   | 3.2.3 | Being able to take over the Project management full operations in the future. |
|--------|-------|-------------------------------------------------------------------------------|

|   | 3.3 | STATE shall provide physical locations (offices) for network operation center, servers room, response center room, project team offices, which shall include following infrastructure: furniture’s, air conditioning, electricity, backup power generator and UPS, water, fire extinguishing, WAN and LAN networking infrastructure, and access control system, parking, fire detection and extinguishing systems, lighting in the range of 4500-6000K and 500LUX, Telephony system and telephones. |
|--------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3.4 | The STATE shall allocate spaces for system integration, located near the main site, but readily accessible to the CONTRACTOR's staff, equipped with all components as detailed in section 3.3, enabling swift an efficient integration and testing work. Eventually this area can become a test laboratory for testing new software releases before deployment on the live system. |
|--------|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3.5 | The STATE shall provide and maintain the secure communication link between the project’s sites (Center,  embassies, and border control sites) and the existing border control server, as will be required for the project operation. |
|--------|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3.6 | Recruit and assign personnel for operating all the workstations and functions of the system. The operators should be properly trained in the specific ministry’s rules and procedures, have adequate computer usage skills and have used similar PC applications in the past. |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3.7 | The STATE shall assign 2x DBA, 2x SysAdmin and NetAdmin (depending on each site number of nodes) professionals to manage the computer center, the communication lines, and all the sites after their delivery by the CONTRACTOR. These IT professionals should be qualified (MCSE, Oracle DBA, CCNA or similar as applicable), with previous experience of enterprise level systems. These professionals will be trained and certified by the CONTRACTOR to know the specific system at hand. |
|--------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3.8 | Operate the System only with trained personnel, who have been qualified and certified by the CONTRACTOR, to work with the various sub-systems, and only according to the CONTRACTOR’s approved operation manuals and procedures. |
|--------|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3.9 | Provide the specification and API for the interface to the existing border control system immediately upon the start of the project. Provide means for remote integration testing to an identical testing system from the development site. |
|--------|-----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3.10 | Provide timely responses during the design and operational phases. Issues raised, should be addressed by the parties within not more than 3 working days. |
|--------|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3.11 | Support and participate in all mutual activities: integration, acceptance tests, etc. |
|--------|------|---------------------------------------------------------------------------------------|

|   | 3.12 | Allow access to the CONTRACTOR’s staff to the relevant sites and offices. |
|--------|------|---------------------------------------------------------------------------------|

|   | 3.13 | Provide physical security to the Project’s sites. This security would cover all the sites, as well the security of the CONTRACTOR and the CONTRACTOR’s staff and equipment at all times. |
|--------|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | 3.14 | Provide to the CONTRACTOR the necessary facilities to operate the project. |
|--------|------|----------------------------------------------------------------------------|

|   | 3.15 | Use its best efforts to support the CONTRACTOR during the entire project logistics phase. |
|--------|------|-------------------------------------------------------------------------------------------|

|   | 3.16 | STATE will exempt the CONTRACTOR from all types of taxes, levies and custom duties on all its delivered goods and services for the Agreement Duration. STATE will use best endeavors to quickly clear goods through Customs. |
|--------|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3.17 | Not grant access, use, modify or otherwise operate any of CONTRACTOR's deliveries without the CONTRACTOR’s technical personnel presence and approval. |
|--------|------|-------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3.18 | The STATE shall provide the Visa application forms if needed. |
|--------|------|---------------------------------------------------------------|

| 4. | Project Main Milestones |
|----|-------------------------|

| 5. | Activities |
|----|------------|

| Item | Activity             | CONTRACTORResponsibility                                                                                                                                                                                                                                                                                      | STATEResponsibility                                                                                                                                                                                                        | Outcome                                                                                                                  |
|------|---------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------|
| 1    | Recruiting project teams  | Form and recruit individuals required by the CONTRACTOR for the Project. Refer to the Appendix F - Project Management. Specify the needed manpower for STATE team. The CONTRACTOR will optionally participate in the interviews and vet the top-level staff, with a mandate to qualify/disqualify candidates. | Form and recruit the functions required for the project. Refer to the Appendix F Project Management. Supply The CONTRACTOR with CVs of top-level staff. Arrange the interviews, carry all legal means to recruit the staff | Teams ready for work.                                                                                                    |
| 2    | Project detailed planning | Plan in details all activities and assign tasks to STATE                                                                                                                                                                                                                                                      | Approve all activities and assignments. Follow the implementation plan                                                                                                                                                     | Approved detailed project plan sheet.                                                                                    |
| 3    | Define Requirements       | Define functional requirements, interface requirements, define roles and responsibilities, define neighboring computer systems (other computer based systems that exchange data with us), security requirements, etc.                                                                                         | Provide personnel qualified to specify, and then approve requirements. Review, comment and eventually sign-off on requirements.                                                                                       | Approval of mutually agreed requirements list (not to be further changed, unless when using a Change Request procedure). |

----

| Item | Activity  | CONTRACTORResponsibility | STATEResponsibility | Outcome |
|------|----------------|--------------------------|---------------------|---------|

| 4 | Establish local and Remote  Support | Assist the STATE Establishing a local support Entity which will be responsible for the Project level 1 and 2 Support. Establish the CONTRACTOR’s team to provide remote support level 3 & 4 - with full coordination with the STATE and Project Manager. |  Assign local support team (DBA, Sys Admin, Technicians) Establish a response center that will answer local service calls from local sites and embassies (Level 1 & 2).                            | Local  and remote Support Operation                                                                   |
|---|-----------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------|
| 5 | System analysis and detailed design           | Analyze the STATE’s requirements and provide detailed design document, including final eVisa sticker graphics and security features.                                                                                                                              | Provide qualified personnel to review, and then approve System design and documents. Review, comment and eventually sign-off the detailed design document.                                             | Approval of detailed design document (not to be further changed, unless when using a Change Request procedure). |
| 6 | Central Site Surveys                          | Provide the STATE with sites’ infrastructure configurations and security requirements. Perform sites’ surveys (at: Central Site, and one border control site.                                                                                               | Adapt and rectify sites configurations and security flaws to comply with necessary infrastructure configurations and security requirements.                                                                 | Operational Sites comply with necessary infrastructure configuration and security requirements.                 |
| 7 | Hardware, Software and consumables purchase.  | Submit purchase orders for all required hardware and software components.                                                                                                                                                                                               |  N/A                                                                                                                                                                                                   | Hardware and Software ready for development and integration.                                                    |
| 8 | Establishment of Central Site infrastructure  | Supervise the infrastructure installation work                                                                                                                                                                                                                          | Install the infrastructure of Central Site, as detailed above. Provide the preliminary means to allow the deployment.                                                                                       | Central Site ready for System installation. Any delay will cause delays of the Project implementation.     |
| 9 | Sites’ setup                            | Install servers, workstations and application SW in the committed sites                                                                                                                                                                                                 | Provide buildings with supporting infrastructure as detailed above connected to electricity, fast and reliable internet connection, air-condition system, Network and security, ready for system operation. | Sites ready for use.                                                                                            |

----

| Item | Activity  | CONTRACTORResponsibility | STATEResponsibility | Outcome |
|------|----------------|--------------------------|---------------------|---------|

| 10 | Customization, testing and integration                                                | Create all the applications that have been identified in the requirements and design phases and integrate them with the system.      |  N/A                                                                                                                                                                                                                                                                                                                 | A functional System conforming to the design specifications and requirements list.                        |
|----|---------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------|
| 11 | Packaging and shipment                                                                | Pack and ship the System to Panama.                                                                                                  | Receive all shipments, clear customs and transport them to their final destinations in Panama or in Embassies abroad. Provide guarded storage space for the delivered Systems, which are awaiting installation. Systems for embassies will be delivered in Panama, for the STATE to ship and deploy to final destination. | All shipments ready at the relevant Site for installation.                                                |
| 12 | Installation and integration of Central Site, first border site and simulated embassy | Install and integrate the supplied equipment and connect it to the existing local infrastructure of power supply and network.        | Ensure that all infrastructures needed for system installation are ready. Assign the local technical staff to participate in the installation of the specified sites. Embassies will be installed by the  STATE’s respective trained operators.                                                           | A functional System conforming to the design specification and requirements list.                    |
| 13 | Train the Trainers. See detailed description in section 6 below.                      | Train staff that would be the trainers of the System. Certify the Trainers after complying with the CONTRACTOR’s requirements. |  N/A                                                                                                                                                                                                                                                                                                                 | Well-trained personnel ready to train the operators of the System.                                        |
| 14 | Training. See detailed description below.                                             | Monitor the training process.                                                                                                   | The Trained Trainers will train STATE’s staff operating, managing and maintaining the System.Allocate the training venue and technical means.                                                                                                                                                                       | Well-trained and certified personnel ready to deploy and operate the Systems, and give technical support. |

----

| Item | Activity  | CONTRACTORResponsibility | STATEResponsibility | Outcome |
|------|----------------|--------------------------|---------------------|---------|

| 15 | Application forms                                                                      | Design the forms and customize the enrollment SW accordingly.                                                                     | Print and provide the CONTRACTOR with application forms for the eVisa registrations.                                                     | Preprinted Application forms.                                                         |
|----|----------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------|---------------------------------------------------------------------------------------|
| 16 | Documentation                                                                          | Provide Documentation in Spanish.                                                                                                 | N/A                                                                                                                                      | Documentation Receipt.                                                                |
| 17 | Operation                                                                         | Supervise deployment operations.                                                                                                  | Manage overall operations. Manage allocation of teams to the sites.                                                                      | Deployment completed.                                                                 |
| 18 | Security                                                                          | Define physical and logical security requirements                                                                                 | Provide physical and logical security for sites in accordance with the requirements that would be defined during the Requirements Phase. | Physical and logical security provided                                                |
| 19 | Issue timely Milestone Acceptance Certificate per deliveries, and appropriate invoices | Issue specific Milestone Acceptance Certificate, after each specified delivery. This would be accompanied by appropriate invoice. | Sign on the Milestone Acceptance Certificate and approve the Invoice for the associated Payment remittance.                              | 1.Milestone Acceptance Certificate signed. 2.Payment is approved for remittance. |

| 6 | Training. |
|---|-----------|

|   | 6.1 | The CONTRACTOR will provide training on the subjects of System operation and System maintenance. The CONTRACTOR has the right to reject candidates who do not meet the minimum qualification requirements. The STATE will provide replacement candidates meeting the professional requirements. |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 6.2 | The System operation will be taught using a methodology of “train the trainers”. This means that the CONTRACTOR will train the intended STATE’s instructors, who, after being certified, will train the STATE’s operators. |
|--------|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 6.3 | Training would be conducted using frontal instruction and hands-on training in use, configuring and monitoring of the system. |
|--------|-----|-------------------------------------------------------------------------------------------------------------------------------|

|   | 6.4 | For System management and maintenance, the CONTRACTOR will teach properly qualified professionals who already have official qualifications in the areas of Windows 2008 Server Administration, Network Administration, and Oracle Database Administration. The CONTRACTOR will provide information about the specific implementation of the delivered system. |
|--------|-----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | 6.5 | As part of the training of the administrators, the CONTRACTOR will be entitled  to train a small group of the STATE’s administrators at the CONTRACTOR’s premises during the final System integration in order to gain better understanding of the System. |
|--------|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 6.6 | The personnel attending each course should meet certain pre-requisite requirements. |
|--------|-----|-------------------------------------------------------------------------------------|

|   | 6.6.1 | Trainers should be certified by the CONTRACTOR after complying with all  requirements of the CONTRACTOR. Only certified trainers should train the System. |
|--------|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 6.6.2 | Operators should have experience in using Windows® and Windows applications. Trainers should certify the Operators after complying with certain requirements. Only certified Operators should operate the System. |
|--------|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 6.6.3 | System administrators should have very good working knowledge and experience with Windows® 2008 / XP administration including Active Directory. Database administrators should have the required skills of the Oracle databases under Windows environments, and must be certified as Oracle DBA and have working knowledge and experience with Oracle 10g/11g in Windows environments. |
|--------|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | A. | Central Sites – eVisa Central Site, eBorder Central Site |
|--------|----|----------------------------------------------------------------|

|   | 1. | Provide reasonable care to prevent equipment exposure to contaminants that cause damage to the equipment or interruption of service. |
|--------|----|--------------------------------------------------------------------------------------------------------------------------------------|

|   | 2. | Ensure a safe work environment for The CONTRACTOR personnel. If problems are encountered with hazardous materials, The CONTRACTOR will immediately halt work and STATE will be responsible for the abatement of the problem. |
|--------|----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3. | Provide permanent physical security (armed guards presence is mandatory) 24 hours a day upon start of activities for the whole project duration. |
|--------|----|--------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 4. | Provide access to The CONTRACTOR personnel to all facilities where the system is to be installed and operated during the project. Access must be available 24 hours a day during the course of this project. |
|--------|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | B. | System Operators – Pre-requisites Qualification Requirements |
|--------|----|--------------------------------------------------------------------|

| No. | Position                                     | Pre-requisite Qualifications                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                           |
|-----|----------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 1.  | System  Administrator[Sys. Admin.] | Must have 3+ years professional experience with:·Strong demonstrable knowledge of Windows 2003/2008 Server environment;·Strong demonstrable knowledge of Active Directory & enterprise management strategies, group polices, security policies etc;·Good knowledge of security products: antivirus, firewall, IDS, end point protection, media encryption·Fundamental knowledge of networking and protocols (Ethernet, TCP/IP, packet routing, etc.);·Good knowledge of network equipment management: routers, firewalls, VPN, encryption (IPSEC), etc.·Knowledge of / ability to design and implement an effective backup strategy;·Be adept at multiple web site and configuration management with IIS across LAN and WAN environments;·SQL Server administration and/or connectivity skills are a plus;·High-level English speaker |
| 2.  | Database Administrator[DBA]                  | ·Oracle 10G & 11G on windows environment is a must.·Oracle 10G on windows 2003 server – ASM, and RMAN is a must.·PL/SQL expertise·Experience with Oracle replication (basic replication & materialized view).·Schema Comparison & Baseline.·Running Oracle 10G/11G Oracle VM environment.·High-level expertise in Oracle RMAN backup using Backup Exec, Net backup.·High-level English speaker                                                                                                                                                                                                                                                                                                                                                                                                                               |

----

| 3. | Technical Support Staff | ·Intelligent·Computer literate·Have common sense·Technically oriented·At least 1 year of similar role/background·Experience in repairing and troubleshooting PCs and LAN problems. Servers preferred.·Experience in installation of infrastructure and application software·Experience in installation of hardware/peripherals devices and drivers·Operating a Help-desk preferred·English speaker |
|----|-------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 4. | Trainer                 | ·Knowledge of ICT systems and practices·Hands on / field experience of working on ICT systems (hardware/software)·Strong training expertise – knowledge of the training cycle·Carry out impact assessments of the training programmers and make recommendations·Prepare training reports                                                                                                                              |
| 5. | Help Desk Operator      | ·Intelligent·Computer literate·Have common sense·Technically oriented·English speaker·1+ years of previous Help-desk or Call Center operation preferred                                                                                                                                                                                                                                                                |
| 6. | Workstation Operator    | ·Computer literate·Have common sense                                                                                                                                                                                                                                                                                                                                                                                                       |

----

| 1. | This document defines the tests to be performed as “Acceptance Test Procedure” for the Panama eVisa and Border Control System – developed and delivered by CONTRACTOR. |
|----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 2. | The document describes the preparations and preconditions leading to the test, the different test scenarios and expected results, and presents a checklist for the test. |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 3. | Leading to this test are integration tests that verify that the system works as expected. In order to perform the integration tests we need the following preconditions to be met: |
|----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| No. | Precondition                                                                                                                                                     | Responsibility | Assisted by |
|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------|
| 1   | Integration tests finished OK.                                                                                                                                   | CONTRACTOR     |        |
| 2   | Interface to Border Control database ready                                                                                                                       | THE STATE      | CONTRACTOR  |
| 3   | New Visa registry database empty, but initialized.Capture workstation database empty, but initializedBorder Control workstations database empty, but initialized | CONTRACTOR     |        |
| 4   | Populate users and computers tables in central database with records for the stations. Backup databases so that tests may be restarted.                          | CONTRACTOR     |        |

| 4. | The purpose of these tests is to see that the system complies with the requirements. It includes the full activation of the steps in the process. |
|----|---------------------------------------------------------------------------------------------------------------------------------------------------|

| No.     | Test                                                                                                           |   | Expected Result                                                                                                                                                                                         | P      |
|---------|----------------------------------------------------------------------------------------------------------------|--------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|
| 1       | Run the capture application                                                                                    |   | The capture application runs and all the relevant functions are available.                                                                                                                              |   |
| 2  | Run a process of “New visa” in capture station.                                                    |   | A new record is opened in the registry. The data is sent to the AFIS system and a result is received.                                                                                                   |   |
| 3       | Issue a visa                                                                                                   |   | A visa sticker will be printed and attached to a passport.                                                                                                                                              |   |
| 4       | Run a border control (“entry”) process against the passport and the visa produced in previous step |   | Check that passport information is read. Then the visa sticker information is read. 1:1 identification of the carrier is performed. Check with central system that admission to the country is granted. |   |
| 5       | Run a border control (“exit”) process against the passport and the visa produced in previous step  |   | Check that passport information is read. Then the visa sticker information is read. 1:1 identification of the carrier is performed. Check with central system if rules on length of stay were met.      |   |
| 6       | Run a border control process for a person known to be on an “exception list”.                      |   | Check that the correct warning has been raised.                                                                                                                                                         |   |
| 7       | Repeat previous step for different “exception lists”.                                              |   | Check that different warnings are raised.                                                                                                                                                               |   |
| 8       | Run a border control process for a person with “paper” passport                                    |   | Check that the passport information is read.                                                                                                                                                            |   |
| 9       | Run a border control process for a person with “electronic” passport                               |   | Check that passport and chip information is read. 1:1 identification is performed based on information on chip.                                                                                         |   |

----

|                                 | _____________________________            |   | _____________________________            |
|--------------------------------------|-------------------------------------------------------------------|--------|-------------------------------------------------------------------|
|                                 | Full Name & Title                                             |   | Date                                                              |
|                                 |                                                              |   |                                                              |
| For and on Behalf of the CONTRACTOR: |                                                              |   |
|                                 | _____________________________       |   | _____________________________       |
|                                 | Full Name & Title                                             |   | Date                                                              |
|                                 |                                                              |   |                                                              |

----

| Appendix C: Bill of Materials (BOM) and Prices |
|------------------------------------------------|

| Feature                                                                                                                                                                                                                                                                                                                                                                                                  | QTY               | Total Price(*)                                                      |
|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|---------------------------------------------------------------------|
| Border Control Station- PC & Operating System, OCR Reader with ePassport reader + Security features validator- 1 x Fingerprint scanner + Portrait Camera iCAD + IlluminationSoftware- Data capturing SW- Fingerprint 1:1 Identification SW- VPN Client & Workstations biometric login- Data Capturing SW Customization (station side of Magna BC System)                                         | 30                |  $       384,457            |
| Upgrade to 4 Fingerprint scanner                                                                                                                                                                                                                                                                                                                                                                         | 30                |  $         32,432 |
| MagnaTM - Border Control System software• Passport & ePassport authentication, Validation of travel documents• Interface to eVisa system and watch/hit/catch list, Queries and Reports• Monitoring travel documents, Implementing the business logic, System Management• Security (fingerprint login, security policies, audit trail of all actions of operators)            | 1                 |  $       974,314            |
| Interface to other systems (for example: AFIS), ($205,694 per interface)- Interfaces are assumed to be based on WEB Service- Each additional interface will be quoted separately                                                                                                                                                                                                                         | 2                 | $    1,073,975                             |
| MagnaTM - MAIN Border Control - Data Center- Oracle data base licenses- Localization + Customization                                                                                                                                                                                                                                                                                                     | 1                 |
| Datacenter, eBorder Control - Main Servers- Storage  for 1,000,000 transactions, Backup- Router firewall VPN- Integration servers                                                                                                                                                                                                                                                         | 1                 |
| MagnaTM - Border Control Site Server- For 4 international Airport and Seaport- Oracle data base licenses- Localization + Customization                                                                                                                                                                                                                                                                   | 4                 |
| INTEGRATED Magna AFIS: 1:N Search engine, per recordsOTI recommend using integrated and crediable biometric solution for the entire process. This system can ensure the confidentiality of the records including requirement to review passport holders from different countries.- Include: AFIS Hardware: Matchers Servers with capacity to expand- Installation, Training, Assimilation, Documentation | 500,000           | $       355,770             |
| 1 year service for AFIS, level 2 & 3 (x Years)                                                                                                                                                                                                                                                                                                                                                       | 1                 |
| 1 Year Support (3rd level), Not including the options                                                                                                                                                                                                                                                                                                                                                    | 1                 | $       982,550             |
| System Requirements definitions, Design and confirmation                                                                                                                                                                                                                                                                                                                                                 | 1                 |
| Registry business rules and workflow                                                                                                                                                                                                                                                                                                                                                                     | 1                 |
| Central site Inspection: during the building preparation process at Panama                                                                                                                                                                                                                                                                                                                               | 1                 |
| System Integration                                                                                                                                                                                                                                                                                                                                                                                       | 1                 |
| Installation and Training                                                                                                                                                                                                                                                                                                                                                                                | 1                 |
| Acceptance Test Program                                                                                                                                                                                                                                                                                                                                                                                  | 1                 |
| DBA Local support (assuming sharing with the eBorder Control System)                                                                                                                                                                                                                                                                                                                                     | 0.5               |
| SYS Admin Local support (assuming sharing with the eBorder Control System)                                                                                                                                                                                                                                                                                                                               | 0.5               |
| Documentation (Spanish)                                                                                                                                                                                                                                                                                                                                                                                  | 1                 |
| Project management                                                                                                                                                                                                                                                                                                                                                                                       | 1                 |
| Total Price for eBorder Control System (Price include all above items)                                                                                                                                                                                                                                                                                                                                   |  $ 3,803,499 |  $ 3,803,499                                                   |

----

| 1. Optional Features                                                                                                                                                                                                                                                                                                                                                                                                                    | QTY     | Option Unit Price (*)                                                                     |
|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------------------------------------------------------------------------|
| Optional - Upgrading fingerprint scanner to 4 fingers                                                                                                                                                                                                                                                                                                                                                                                   | 1       |  $           5,210            |
| Optional: Datacenter, eBorder Control - DRS Servers- Storage  for 1,000,000 applications,- Backup- Router firewall VPN                                                                                                                                                                                                                                                                                                   | 1       |  $       202,260                                  |
| Optional: MagnaTM - Border Control Disaster Recovery Site (DRS)- Oracle data base licenses- Localization + Customization                                                                                                                                                                                                                                                                                                                | 1       |  $         86,690                       |
| Optional: CCTV Camera system monitoring the Border Control stations- For 4 international ports, total 100 stations (Servers not included)- Cameras, Central display system, Recording for 7 days- Installation, training & support for 1 year                                                                                                                                                                                       | 100     |  $           1,260            |
| Optional: Alternative A - INTEGRATED AFIS: 1:N Search engine, per recordsOTI recommend using integrated and crediable biometric solution for the entire process. This system can ensure the confidentiality of the records including requirement to review passport holders from different countries.- Include: AFIS Hardware: Matchers Servers with capacity to expand- Installation, Training, Assimilation, Documentation  | 500,000 |  $             1.11 |
| Optional: 1 year service for AFIS, level 2 & 3 (x Years)                                                                                                                                                                                                                                                                                                                                                                       | 1       |  $         88,030                       |

----

| Feature | QTY | Total Price (*) |
|---------|-----|-----------------|
| eVisa Sticker- 66KB chip + Hercules Operating System, ICAO compliant- Security paper with security preprinting, Teslin inlay & Adhesive- Security features include:Security fibers, Metalic Hologram, Ultra Violet, Guilloche, OVI, Rainbow, Microtext, Preprinted serial number, ICI - Invisible Constant Information                                                                                                                                                                                                                                                                                                                                                                                                                                                                        | 25,000 |  $       200,222                       |
|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|--------------------------------------------------------------------------------|
| Mobile Enrollment Station & eVisa issuing- Laptop & Operating System- OCR Reader with ePassport reader + Security features validator- Contactless smartcard reader & SAM- Portrait Camera iCAD + Illumination- Signature pad with display- Document scanner and Visa personalization printer- Ruggedize case + Backscreen kitSoftware- Data capturing SW- Fingerprint 1:1 Identification SW- VPN Client- Data Capturing SW Customization- Workstations biometric login Note: For redundancy, we recommend to have 2 enrollment & Visa issuing stations per each embassy                                                                                                                                                                                                      | 7      |  $       103,574                       |
| Upgrade to 4 Fingerprint scanner                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                       | 7      |  $           7,568 |
| MagnaTM - eVisa Registration and Issuing software• Application for travel document• Interview and affiliation (This is an oral step in the workflow, not SW feature)• Interaction with other systems (see below)• Issuance of travel documents (visas) - validations• Validation of travel documents• Inventories (of eVisa)• Electronic recording of receipt number presented by applicant• Personalization (Logical and physical) of eStickers• Queries and Reports• Monitoring travel documents (check document authenticity)• implementing the business logic in conjunction with main System• System Management• Security (eSticker, fingerprint login, security policies, audit trail of all actions of operators) | 1      | $    1,566,225                                        |
| MagnaTM - MAIN eVisa Data Center- Oracle data base licenses- Localization + Customization                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                              | 1      |
| Interface to other systems (for example: AFIS) ($174,848 per interface)- Interfaces are assumed to be based on WEB Service- Price for additional interface will be quoted separately                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                   | 3      |
| Datacenter, Main: eVisa Servers- Storage  for 1,000,000 applications,- Backup- Router firewall VPN- Hardware Security Module (HSM) + Certificate Authority (CA)                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                         | 1      |

----

| Feature | QTY | Total Price (*) |
|---------|-----|-----------------|

| 1 Year Support (3rd level), Not including the options                      | 1                 |  $       858,913  |
|----------------------------------------------------------------------------|-------------------|----------------------------------------------------------------|
| System Requirements definitions, Design and confirmation                   | 1                 |
| Registry business rules and workflow                                       | 1                 |
| Central site Inspection: during the building preparation process at Panama | 1                 |
| System Integration                                                         | 1                 |
| Installation and Training                                                  | 1                 |
| Acceptance Test Program                                                    | 1                 |
| DBA Local support (assuming sharing with the eBorder Control System)       | 0.5               |
| SYS Admin Local support (assuming sharing with the eBorder Control System) | 0.5               |
| Documentation (Spanish)                                                    | 1                 |
| Project management                                                         | 1                 |
| Total Price for eVisa System (Price include all above items)               |  $ 2,736,501 |  $ 2,736,501                                              |

| 2. Optional Features                                                                                                                                                         | QTY    | Option Unit Price (*)                                                                     |
|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|-------------------------------------------------------------------------------------------|
| Optional - Invisible Personal Information - IPI and Shadow Image                                                                                                             | 25,000 |  $             0.15 |
| Optional - Upgrading fingerprint scanner to 4 fingers                                                                                                                        | 1      |  $           6,050            |
| Optional - 6-8 hrs battery: power unit + charger                                                                                                                             | 1      |  $           1,840            |
| Optional: MagnaTM - DRS eVisa Disaster Recovery Site- Oracle data base licenses- Localization + Customization                                                                | 1      |  $         86,690                       |
| Optional: Datacenter, DRS: eVisa Server- Storage  for 1,000,000 applications,- Backup- Router firewall VPN                                                         | 1      |  $       202,260                                  |
| Optional: Border Control station add-on for eVisa verification- eVisa reader:  OCR Reader with ePassport reader + Security features validator- Finger print reader | 28     |  $           8,580            |

----

| Systems Summary           |  Total (*)  |
|---------------------------|------------------|
| 1. eBorder Control System |  $3,803,499 |
| 2. eVisa System           |  $2,736,501 |
| Total                     |  $6,540,000 |
|   | Assumptions, Terms, Conditions and Comments                                                   |   |
|--------|-----------------------------------------------------------------------------------------------|--------|
| 1      | Prices are for goods delivered to Panama, including: insurance, shipments, Custom             |   |
|   | (note: government will apply for for exemption). All received payments will be in USA Dollar. |   |
| 2      | Prices above do not include the price of the options.                                         |   |
| 3      | OTI will train the Customer's trainers that will train the end-users.                         |   |

| 5      | Price for minimum eVisa stickers:                                      |   |   | 25,000     |   |
|--------|------------------------------------------------------------------------|--------|--------|------------|--------|
|   | Price for eVisa Sticker for a minimum of additional 25,000 documents:  |   | $      |  8.01 |   |
|   | Price for eVisa Sticker for a minimum of additional 100,000 documents: |   | $      | 6.95       |   |
|   |                                                                   |   |   |       |   |
| 6      | Price per search for additional 200,000 searched in the AFIS system    |   | $      | 0.66       |   |

| 7 | Price for additional annual maintenance for the system listed in Appendix C (not including options) |
|---|-----------------------------------------------------------------------------------------------------|

|   | eVisa system:                                                                                       |   | $ | 202,400 |   |
|--------|-----------------------------------------------------------------------------------------------------|--------|---|---------|--------|
|   | eBorder Control system:                                                                             |   | $ | 252,600 |   |
|   | Total annual maintenance                                                                            |   | $ | 455,000 |   |
|   | The annual maintenance price will be adjusted annually to the American Industrial Production Index. |   |

| 8      | OTI reserves the right to provide similar or better make and model for all above items.                                                                                                                       |   |
|--------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|
| 9      | Customer will provide all human resources for system operation (Human resources, guards etc)                                                                                                                  |
| 10     | Customer will provide infrastructure such as: offices, construction, renovation, furniture's, networking, internet connection, electricity, lighting, power backup (UPS & Generator) & Air Condition. |
| 11     | Customer will provide networking & communications in all sites and between sites (capture, centers)                                                                                                       |   |
| 12     | Customer wil provide the application forms for eVisa registration.                                                                                                                                            |   |
|   | Company will design it and will customize the enrollment SW accordingly.                                                                                                                                      |   |
| 13     | Integration of the PC's with the system will be performed during the installation period.                                                                                                                     |   |
|   | Customer will provide facilitiy and space for system integration pre-installation.                                                                                                                            |   |
| 14     | The data center will be operative 7x24. Customer will man the data center at all operation hours.                                                                                                             |   |

----

| TOTAL AGREEMENT VALUE | $6,540,000                                                                     |                    |
|-----------------------|--------------------------------------------------------------------------------|-------------------------|
|                  |
| Milestone             | Activity/Deliverables                                                          | By Date                 | Comments | Amount | Performed  by |
| PM0                   | Project sign & financial arrangements                                      | 01/06/2011              |   |   |   |
| PM0.1                 | Advance Payment Guarantee                                                      | 15/06/2011              | Company will issue Advance Payment Guarantee to secure the Government Advance Payment | $3,270,000 | Company |
| PM0.2                 | Performance Guarantee                                                          | 15/06/2011              | Company will issue Performance Guarantee | $654,000 | Company |
|                  |                                                                           |                    |   |   |   |
| PM1                   | Down Payment Remittance                                                        | Not later than          | 50%Payment of Total Agreement | $3,270,000 | Customer |
|                  | Project Commencement - After Receiving Order & Down Payment remittance     | 22/06/2011              |   |   |   |
| AM1                   | Delivery of detailed System Requirements Document                              | Not later than 25/06/11 | Reduction of 40% of the Down payment  Guarantee (equal to 20% of the total  value of the Agreement) | $1,308,000 | Company |
| AM2                   | Delivery of detailed System Design Document                                    | Not later than 24/07/11 | Reduction of 40% of the Down payment  Guarantee (equal to 20% of the total  value of the Agreement) | $1,308,000 | Company |
| AM3                   | Shipment of initial system                                                     | Not later than 7/08/11  | Reduction of 20% of the Down payment  Guarantee (equal to 10% of the total  value of the Agreement) | $654,000 | Company |
|                  |
| PM2                   | Open Letter of Credit                                                          | 22/06/2011              | 50%Payment of Total Agreement | $3,270,000 | Customer |
| AM4                   | Beginning of production of first 100 eVisa and 5 eBorder stations              | 16/09/2011              | Release of 40% of the LC (equal to 20% of the total  value of the Agreement) | $1,308,000 | Customer |
| AM5                   | Shipment of the Main System                                                    | Not later than 25/10/11 | Release of 40% of the LC (equal to 20% of the total  value of the Agreement) | $1,308,000 | Company |
| AM6                   | Final delivery of the Phase 1 Project                                          | 03/12/2011              | Release of 10% of the LC (equal to 5% of the total  value of the Agreement) | $327,000 | Customer |
| AM7                   | Delivery of CD with the Source Code as specified in the Agreement + Acceptance | 10/12/2011              | Release of 10% of the LC (equal to 5% of the total  value of the Agreement) | $327,000 | Customer |
|                  |
|                  | Release of Performance Guarantee                                               | 10/12/2011              | Together with the delivery of CD with Source code (AM7) | $654,000 | Customer |
|                  |
| PM3                   | 5 years annual maintenance & raw material supply                           | OPTIONAL                |   |   |   |
| PM3.1                 | Annual supply of Raw Material for additional of 100,000 eVisa stickers         | July 1st                | Full Payment upon order.Order and payment to be received annually by April 1st. | $801,000 |   |
| PM3.2                 | Annual Maintenance Price - after the 1 year warranty                           | July 1st                | Full Payment upon order.Order and payment to be received annually by July 1st | $455,000 |   |

----

| Apéndice C: Lista de materiales (BOM) y precios |
|------------------------------------------------------|
| Característica | CANT. |   |
|---------------------|-------|--------|
| Puesto de control de fronteras - PC y sistema operativo, Lector OCR con lector ePassport  + validador de características de seguridad- Cámara de retratos iCAD + iluminaciónSoftware- SW de captura de datos- SW de identificación de huella dactilar 1:1- Login biométrico de cliente VPN Client y puestos de trabajo- Personalización del SW de captura de datos                                                                                  | 30                |   |
|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|--------|
| modernizacion a scanner de 4 huellas                                                                                                                                                                                                                                                                                                                                                                                                                                                             | 30                |   |
| MagnaTM - software del sistema de control de fronteras• Autenticación de pasaporte y ePassport• Validación de documentos de viaje                                                                                                                                                                                                                                                                                                                                          | 1                 |   |
| Interfaz con otros sistemas (por ejemplo: AFIS),- Se supone que las interfaces están basadas en servicios WEB- Precio por interfaz adicional                                                                                                                                                                                                                                                                                                                                                | 2                 |   |
| MagnaTM - Control de fronteras PRINCIPAL - Centro de datos- Licencias de baso de datos Oracle- Localización + personalización                                                                                                                                                                                                                                                                                                                                                          | 1                 |   |
| Centro de datos, control eBorder  - servidores principales- Almacenamiento para 1.000,000 de transacciones, copia de respaldo- VPN del firewall del enrutador                                                                                                                                                                                                                                                                                                                     | 1                 |   |
| MagnaTM - Servidor del sitio de control de frontera- Para 4 aeropuertos internacionales y puerto marítimo- Licencias de baso de datos Oracle- Localización + personalización                                                                                                                                                                                                                                                                                                      | 4                 |   |
| Magna AFIS integrado: 1:N motor de búsqueda, por registrosOTI recomienda usar una solución integrada y confiable durante todo el proceso. Este sistema puede asegurar la confidencialidad de los registros, incluyendo el requerimiento de examinar titulares de pasaportes de países diferentes.- Incluye:  Hardware AFIS: servidores de adaptación con capacidad de expansión- Instalación, formación, asimilación, documentación  | 500,000           |   |
| 1 año de servicio para AFIS, nivel 2 y 3 (x años)                                                                                                                                                                                                                                                                                                                                                                                                                                      | 1                 |   |
| 1 año de soporte (3er nivel), sin incluir las opciones                                                                                                                                                                                                                                                                                                                                                                                                                                      | 1                 |   |
| Definición de los requerimientos del sistema, diseño y confirmación                                                                                                                                                                                                                                                                                                                                                                                                               | 1                 |   |
| Reglas comerciales de registro y flujo de trabajo                                                                                                                                                                                                                                                                                                                                                                                                                                                | 1                 |   |
| Sitio central de inspección: durante el proceso de preparación del edificio en Panamá                                                                                                                                                                                                                                                                                                                                                                                             | 1                 |   |
| Integración del sistema                                                                                                                                                                                                                                                                                                                                                                                                                                                                     | 1                 |   |
| Instalación y formación                                                                                                                                                                                                                                                                                                                                                                                                                                                                | 1                 |   |
| Programa de pruebas de aceptación (ATP)                                                                                                                                                                                                                                                                                                                                                                                                                                                     | 1                 |   |
| Soporte local de DBA  (suponiendo compartir con el sistema de control eBorder)                                                                                                                                                                                                                                                                                                                                                                                                         | 0.5               |   |
| SYS Admin Local support (assuming sharing with the eBorder Control System)                                                                                                                                                                                                                                                                                                                                                                                                                       | 0.5               |   |
| Documentación (castellano)                                                                                                                                                                                                                                                                                                                                                                                                                                                                  | 1                 |   |
| Gestión del proyecto                                                                                                                                                                                                                                                                                                                                                                                                                                                                        | 1                 |   |
| Precio total Price del sistema de control eBorder (el precio incluye todos los ítems anteriores)                                                                                                                                                                                                                                                                                                                                                                                            |  $ 3,803,499 |   |

----

| 1. Características opcionales                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                | CANT.   | Precio Unit. Opción                                                |
|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------------------------------------------------------|
| Opcional - Actualización del escaner de huellas dactilares a  4 dedos                                                                                                                                                                                                                                                                                                                                                                                                                                              | 1       |  $        5,210            |
| Opcional: Centro de datos, Control eBorder  -ServidoresDRS- Almacenamiento para  1.000.000 aplicaciones,- Copia de respaldo- VPN del firewall del enrutador                                                                                                                                                                                                                                                                                                                                              | 1       |  $    202,260                                  |
| Opcional: MagnaTM - Sitio de recuperación de desastres del control de fronteras (DRS)- Licencias de base de datos Oracle- Localización + Personalización                                                                                                                                                                                                                                                                                                                                                           | 1       |  $      86,690                       |
| Optional: CCTV Camera system monitoring the Border Control stations- For 4 international ports, total 100 stations- Cameras, Central display system, Recording for 7 days- Installation, training & support for 1 year                                                                                                                                                                                                                                                                                                   | 100     |  $        1,260            |
| Opcional: Alternativa A - AFIS INTEGRADO: 1:N motor de búsqueda, por registrosOTI recomienda usar una solución biométrica integrada y confiable para todo el proceso. Este sistema puede asegurar confidencialidad de los registros, incluyendo requerimiento de examinar titulares de pasaportes de diferentes países.- Incluye:  Hardware AFIS: Servidores de adaptación con capacidad de expansión - instalación, formación, asimilación, documentación  | 500,000 |  $          1.11 |
| Opcional: 1 año de servicio por AFIS, nivel 2 y 3 (x años)                                                                                                                                                                                                                                                                                                                                                                                                                                                         | 1       |  $      88,030                       |

----

| Característica                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                    | CANT.       |   |
|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|--------|
| eVisa Sticker- 66KB chip + Hercules Operating System, ICAO compliant- Security paper with security preprinting, Teslin inlay & Adhesive- Security features include:Security fibers, Metalic Hologram, Ultra Violet, Guilloche, OVI, Rainbow, Microtext, Preprinted serial number, ICI - Invisible Constant Information                                                                                                                                                                                                                                                                                                                                                                                                                                                                        | 25,000      |   |
| Mobile Enrollment Station & eVisa issuing- Laptop & Operating System- OCR Reader with ePassport reader + Security features validator- Contactless smartcard reader & SAM- Portrait Camera iCAD + Illumination- Signature pad with display- Document scanner and Visa personalization printer- Ruggedize case + Backscreen kitSoftware- Data capturing SW- Fingerprint 1:1 Identification SW- VPN Client- Data Capturing SW Customization- Workstations biometric login Note: For redundancy, we recommend to have 2 enrollment & Visa issuing stations per each embassy                                                                                                                                                                                                      | 7           |   |
| modernizacion a scanner de 4 huellas                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                   | 7           |   |
| MagnaTM - eVisa Registration and Issuing software• Application for travel document• Interview and affiliation (This is an oral step in the workflow, not SW feature)• Interaction with other systems (see below)• Issuance of travel documents (visas) - validations• Validation of travel documents• Inventories (of eVisa)• Electronic recording of receipt number presented by applicant• Personalization (Logical and physical) of eStickers• Queries and Reports• Monitoring travel documents (check document authenticity)• implementing the business logic in conjunction with main System• System Management• Security (eSticker, fingerprint login, security policies, audit trail of all actions of operators) | 1           |   |
| MagnaTM - MAIN eVisa Data Center- Oracle data base licenses- Localization + Customization                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                              | 1           |   |
| Interface to other systems (for example: AFIS) ($174,848 per interface)- Interfaces are assumed to be based on WEB Service- Price for additional interface will be quoted separately                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                   | 3           |   |
| Datacenter, Main: eVisa Servers- Storage  for 1,000,000 applications,- Backup- Router firewall VPN- Hardware Security Module (HSM) + Certificate Authority (CA)                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                         | 1           |   |
| 1 Year Support (3rd level), Not including the options                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                  | 1           |   |
| System Requirements definitions, Design and confirmation                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                               | 1           |   |
| Registry business rules and workflow                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                   | 1           |   |
| Central site Inspection: during the building preparation process at Panama                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                             | 1           |   |
| System Integration                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                     | 1           |   |
| Installation and Training                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                              | 1           |   |
| Acceptance Test Program                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                | 1           |   |
| DBA Local support (assuming sharing with the eBorder Control System)                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                   | 0.5         |   |
| SYS Admin Local support (assuming sharing with the eBorder Control System)                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                             | 0.5         |   |
| Documentation (Spanish)                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                | 1           |   |
| Project management                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                     | 1           |   |
| Total Price for eVisa System (Price include all above items)                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                           | $ 2,736,501 |   |

----

| 2. Optional Features                                                                                                                                                         | QTY    | Option Unit Price (*)                                 |
|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|-------------------------------------------------------|
| Optional - Invisible Personal Information - IPI and Shadow Image                                                                                                             | 25,000 |  $       0.15 |
| Optional - Upgrading fingerprint scanner to 4 fingers                                                                                                                        | 1      |  $     6,050            |
| Optional - 6-8 hrs battery: power unit + charger                                                                                                                             | 1      |  $     1,840            |
| Optional: MagnaTM - DRS eVisa Disaster Recovery Site- Oracle data base licenses- Localization + Customization                                                                | 1      |  $   86,690                       |
| Optional: Datacenter, DRS: eVisa Server- Storage  for 1,000,000 applications,- Backup- Router firewall VPN                                                         | 1      |  $ 202,260                                       |
| Optional: Border Control station add-on for eVisa verification- eVisa reader:  OCR Reader with ePassport reader + Security features validator- Finger print reader | 28     | $     8,580                  |

----

| Resumen de los sistemas       |  Total      |
|-------------------------------|------------------|
| 1. Sistema de control eBorder |  $3,803,499 |
| 2. Sistema eVisa              |  $2,736,501 |
| Total                         |  $6,540,000 |
|   | Assumptions, Terms, Conditions and Comments                                                                                  |   |   |
|--------|------------------------------------------------------------------------------------------------------------------------------|--------|--------|
| 1      | Los precios son CIF Panama, e incluyen: seguro, embarques. Todos los pagos serán en dólares EE.UU..                |
| 2      | Los precios anteriores no incluyen el precio de las opciones. Los precios NO incluyen impuestos locales ni cargos aduaneros. |
| 3      | OTI formará a los instructores del cliente que formarán a los usuarios finales.                                    |   |   |

| 5      | Precios por un mínimo de etiquetas de eVisa:                                           |   | 25,000 |    |
|--------|---------------------------------------------------------------------------------------------|--------|--------|---------|
|   | Precio por etiqueta de eVisa para un mínimo adicional de 100.000 tarjetas:             |   | $      | 8.01    |   |
|   | Sistema eVisa: precio por mantenimiento annual adicional (no incluye opciones)              |   | $      | 202,400 |   |
|   | Sistema de control eBorder: precio por mantenimiento annual adicional (no incluye opciones) |   | $      | 252,600 |   |

| 8  | OTI se reserva el derecho de suministrar una versión similar o mejor para los ítems anteriores.                                                                                                                     |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 9  | El cliente suministrará todos los recursos humanos para la operación del sistema (recursos humanos, guardias, etc.)                                                                                                 |
| 10 | El cliente proveerá la infraestructure, tal como: oficinas, construcción, renovación, muebles, redes, conexión de internet, electricidad, potencia de reserva (UPS & Generator) y aire acondicionado. |
| 11 | El cliente proporcionará las redes y comunicaciones en todos los sitios y entre sitios (captura, centros)                                                                                                                |
| 12 | El cliente proporcionará los formularios de para el registro de eVisa r. La compañía diseñará y personalizará el SW correspondiente de puesta en marcha.                                        |   |   |
| 13 | La integración de PCs con el sistema se realizará durante el período de instalación. El cliente proporcionará el local y espacio para la preinstalación de la integración del sistema.     |   |
| 14 | El centro de datos operará 7x24. El cliente mantendrá personal en el centro de datos durante todas las horas operacionales.                                                                                         |

----

|   | Panama - Indicative Pricing for eVisa and eBorder Control Systems |   |
|--------|-------------------------------------------------------------------|--------|

|                                     | Systems Summary                                                                                                                                                                                                                                                                                                                                                                                 |  Total                                                            |
|------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------|
| 2                              | 2. eVisa SystemeVisa Sticker x 25,000Embassy: Mobile Enrollment Station & eVisa issuingMagnaTM - eVisa Registration and Issuing softwareMagnaTM - MAIN eVisa Data CenterInterface to other systemsDatacenter, Main: eVisa ServerServices: 1Y warranty, Requirement & Design, Installation, Training, Documentation, DBA & Sys Admin support & Project management                |  $         2,736,501 |
| 1                              | 1. eBorder Control SystemBorder Control Station x 30MagnaTM - Border Control System softwareInterface to other systemsMagnaTM - MAIN Border Control - Data CenterDatacenter, eBorder Control - Main ServersMagnaTM - Border Control Site Server x 4Services: 1Y warranty, Requirement & Design, Installation, Training, Documentation, DBA & Sys Admin support & Project management |  $         3,803,499 |
|                                     | Total                                                                                                                                                                                                                                                                                                                                                                                           |  $ 6,540,000                                                      |
| Total Price in Words:                    |                                                                                                                                                                                                                                                                                                                                                                                            |
| Six Millions, Five Hundred Thousands USD |                                                                                                                                                                                                                                                                                                                                                                                            |

----

| 3 | Panama - Indicative Pricing for eBorder Control Kiosk Stations - Optional |   |
|---|---------------------------------------------------------------------------|--------|

|                                                                       | Optional Features                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            | QTY                       | Option Unit Price         |
|----------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------------------|---------------------------|
| eBorder Control Kiosk stations                                             | Optional: Kiosk for quick eBorder Control (without gate)- PC, touch screen& Operating System- OCR Reader with ePassport reader + Security features validator- 1 x Fingerprint scanner- 3 x Portrait Camera + IlluminationSoftware- Data capturing SW- Fingerprint 1:1 Identification SW- VPN Client- Data Capturing SW Customization- Kiosk user friendly interface - It is advisable to have an attendant to assist passengers 1:5 stations- Installation, training & support for 1 year  | 20                        |  $  97,380 |
| 1 Year Support (3rd level), Not including the options                      | 1                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            |  $308,050            |
| System Requirements definitions, Design and confirmation                   | 1                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            |  $  49,850 |
| Central site Inspection: during the building preparation process at Panama | 1                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            |  $  11,110 |
| Installation and Training                                                  | 1                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            |  $  58,640 |
| Acceptance Test Program (ATP)                                              | 1                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            |  $  27,720 |
| Project management                                                         | 1                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            |  $  95,180 |

|   | Assumptions, Terms, Conditions and Comments                                                                                                                                                                   |                                   |   |
|--------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------|--------|
| 1      | Prices are CIF Panama, include: insurance, shipments. All received payments will be in USA Dollar.                                                                                                            |                                   |
| 2      | Prices above do not include the price of the options. Prices do NOT include any local tax or custom.                                                                                                          |                                   |
| 3      | OTI will train the Customer's trainers that will train the end-users.                                                                                                                                         |                                   |   |
| 4      | Project enrolment and production length (months):                                                                                                                                                             | 12                                     |   |
| 5      | Price for additional annual maintenance (not including options)                                                                                                                                               |  $    323,500 |   |
|   |                                                                                                                                                                                                          |                                   |   |   |
| 7      | OTI reserves the right to provide similar or better make and model for all above items.                                                                                                                       |                                   |   |
| 8      | Customer will provide system operation (Human resources, electricity, guards etc)                                                                                                                             |                                   |   |
| 9      | Customer will provide infrastructure such as: offices, construction, renovation, furniture's, networking, internet connection, electricity, lighting, power backup (UPS & Generator) & Air Condition. |
| 10     | Customer will provide networking & communications in all sites and between sites (capture, centers)                                                                                                       |                                   |
|   |                                                                                                                                                                                                          |                                   |   |   |
| 13     | The back office of the central site will be operative 7x24.                                                                                                                                                   |                                   |   |
| 14     | The central site MUST have good and reliable connection between them of min. 1 Mbps.                                                                                                                          |                                   |   |

----

| Appendix D: Payment Terms |
|---------------------------|

|   TOTAL AGREEMENT VALUE | $6,997,800($6,540,000 + ITBMS)                                                 |            |
|------------------------------|--------------------------------------------------------------------------------|-----------------|
|                         |                                                                           |            |   |   |   |
| Milestone                    | Activity/Deliverables                                                          | By Date         | Comments | Amount | Performed  by |
| PM0                          | Project sign & financial arrangements                                      | 20/06/11        |   |   |   |
| PM0.1                        | Advance Payment Guarantee                                                      | 20/06/11        | Contractor  will issue Advance Payment Guarantee to secure the Government Advance Payment |  $3,500,000 | Contractor |
| PM0.2                        | Performance Guarantee                                                          | 20/06/11        | Contractor  will issue Performance Guarantee | $699,780   | Contractor |
| PM0.3                        | Authorization by General Controllership                                        | 11/07/11        | State will provide authorization of General Controllership |   | State |
| PM0.4                        | Ministry Order to Proceed                                                      | 26/07/11        | State will issue Order to Proceed Project (15 days after Authorization by GC) |   | State |
|                         |                                                                           |            |   |   |   |
| PM1                          | Advance  Payment Remittance                                          |            | Down Payment of Total Agreement | $3,500,000 | State |
|                         | Project Commencement - After Receiving Order & Down Payment remittance     | 26/07/11        |   |   |   |
| AM1                          | Delivery of detailed System Requirements Document                              | 18/08/11        |   | ($1,400,000)  | Contractor |
| AM2                          | Delivery of detailed System Design Document                                    | 6/10/11         |   | ($1,400,000)  | Contractor |
| AM3                          | Shipment of initial system                                                     | 26/09/11        |   | ($700,000)  | Contractor |
| AM4                          | Beginning of production of first 100 eVisa and 5 eBorder stations              | 22/11/11        |   |   | State |
| AM5                          | Shipment of the Main System,                                                   |  9/12/2011 |   |   | Contractor |
| AM6                          | Final delivery of the Project                                                  |  29/3/2012 |   |   |   |
| AM7                          | Delivery of CD with the Source Code as specified in the Agreement + Acceptance |  29/4/2012 |   |   | State |

----

| PM2    | Second Payment – Rest of payment of the object of the Contract   | 29/04/2012      | Remainder Payment of the Total Agreement                                       | $3,497,800                        | State  |
|--------|------------------------------------------------------------------------|-----------------|--------------------------------------------------------------------------------|-----------------------------------|--------|
|   |                                                                   |            |                                                                           |                              |   |
|   | Release of Performance Guarantee                                       | 29/3/2013  |                                                                           | $699,780                     | State  |
|   |                                                                   |            |                                                                           |                              |   |
| PM3    | 5 years annual maintenance & raw material supply                   | OPTIONAL        |                                                                           | Price (not including ITBMS)  |   |
| PM3.1  | Annual supply of Raw Material for additional of 100,000 eVisa stickers | July 1st        | Full Payment upon order.Order and payment to be received annually by July 1st. | $801,000                          |   |
| PM3.2  | Annual Maintenance Price - after the 1 year warranty                   | July 1st        | Full Payment upon order.Order and payment to be received annually by July 1st  | $455,000                          |   |

| 1. | All quoted prices are in US Dollar. All payments will be made in US Dollar to the Contractor ’s Bank account at the aforesaid dates of payment against invoice and no later than fourteen (14) days from each payment date, unless expressly prescribed otherwise in the Contract. |
|----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 2. | Contractor will provide a Down Payment Guarantee for the down payment that shall come into effect only after actual receipt of the down payment from the State. |
|----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 3. | Partial deliveries and/or shipments of milestones are allowed and will be seen, for the needs of payment, as fulfilled milestones. |
|----|------------------------------------------------------------------------------------------------------------------------------------|

| 4. | Each phase is dependent upon the completion of the prior phase and the appropriate payment. In the event that the completion of a phase is delayed due to Estate's actions or omissions, an extension shall be added to the following phase. If the delay is longer and over 3 weeks, then a new setup fee will be charged and new time table for implementation would be re-calculated and presented. It is noted that such delay may cause much longer plan. |
|----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 5. | State will pay for ANY Tax and Handling in Panama. |
|----|----------------------------------------------------|

| 6. | The prices will be adjusted annually to the American Industrial Production Index. |
|----|-----------------------------------------------------------------------------------|

| 7. | Partial shipments of milestones are acceptable. |
|----|-------------------------------------------------|

| 8. | Any dispute would not delay work on other segments that were fully paid, and will not delay payments on delivered segments. Nevertheless, Contractor has the right to halt its works in case payments are delayed for more than seven (7) days. |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 9. | If the State did not issue the “Goods Release Letter” within 10 business days from arrival to the Panamanian port, the State is deemed to have accepted the Goods and the Contractor  will be entitled to receive its payment from the State according to the Payment Milestone. |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|       |  Ministry of Public Security  |   |       | OTI-Panama |
|------------|-----------------------------------------|--------|------------|------------|
| Signature: |                                    |   | Signature: |       |
| Name:      |                                    |   | Name:      |       |
| Title:     |                                    |   | Title:     |       |
|       |                                    |   |       |       |
|       |                                    |   |       |       |
|       | Witness                                 |   |       | Witness    |
|       |                                    |   |       |       |
| Signature: |                                    |   | Signature: |       |
| Name:      |                                    |   | Name:      |       |
| Title:     |                                    |   | Title:     |       |

----

|  Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------------|
| ID                                                                              |   |   | Task Name |   | Duration |   | Start |   | Finish |   | Resource | 20 Dec '10 |   | 27 |
|                                                                            |   |   |   |   |   |   |   |   |   |   | Names | T | W | T | F | S | S | M |
|   1                                                                   |   |   | Panama eVisa and border Project - Implementation Plan |   | 442 days |   | Tue 26/07/11 |   | Wed 03/04/13 |   |   |   |   |   |   |   |   |   |
|   2                                                                   |    |   | PM-1: AR0 Contract signed, Order to Proceed and down payment received |   | 0 days |   | Tue 26/07/11 |   | Tue 26/07/11 |   |   |   |   |   |   |   |   |   |
|   3                                                                   |   |   | Project kick-Off / Establish local base / Administration |   | 10 days |   | Tue 26/07/11 |   | Mon 08/08/11 |   |   |   |   |   |   |   |   |   |
|   4                                                                   |    |   | Project Kick off |   | 0 days |   | Tue 26/07/11 |   | Tue 26/07/11 |   | PANAMA,OTI |   |   |   |   |   |   |   |
|   5                                                                   |   |   | Project management team assignment |   | 2 weeks |   | Tue 26/07/11 |   | Mon 08/08/11 |   | OTI,PANAMA |   |   |   |   |   |   |   |
|   6                                                                   |    |   | Provide preliminary specifications for Sites & Human Resources |   | 2 weeks |   | Tue 26/07/11 |   | Mon 08/08/11 |   | OTI |   |   |   |   |   |   |   |
|   7                                                                   |   |   | Legal Issues |   | 30 days |   | Tue 26/07/11 |   | Mon 05/09/11 |   |   |   |   |   |   |   |   |   |
|   8                                                                   |   |   | Legal - Arrange for import and taxation permits and adjustments |   | 6 weeks |   | Tue 26/07/11 |   | Mon 05/09/11 |   | OTI,PANAMA |   |   |   |   |   |   |   |
|   9                                                                   |   |   | Initiation and Planning Phase, Extraction of needs |   | 18 days |   | Tue 26/07/11 |   | Thu 18/08/11 |   |   |   |   |   |   |   |   |   |
| 10                                                                              |   |   | System Detailed Study, 1st phase Sites Survey & Configuration definitions |   | 10 days |   | Tue 26/07/11 |   | Mon 08/08/11 |   | PANAMA,OTI |   |   |   |   |   |   |   |
| 11                                                                              |   |   | Requirements Extraction, presenting & approval of conceptual eVisa graphic |   | 10 days |   | Tue 26/07/11 |   | Mon 08/08/11 |   | OTI,PANAMA |   |   |   |   |   |   |   |
| 12                                                                              |   |   | System requirements document discussion |   | 4 days |   | Tue 09/08/11 |   | Fri 12/08/11 |   | PANAMA,OTI |   |   |   |   |   |   |   |
| 13                                                                              |   |   | Approve project plan (Assuming 3 days for PANAMA response) |   | 4 days |   | Mon 15/08/11 |   | Thu 18/08/11 |   | OTI,PANAMA |   |   |   |   |   |   |   |
| 14                                                                              |   |   | AM-1 Requirements Signoff |   | 0 days |   | Thu 18/08/11 |   | Thu 18/08/11 |   |   |   |   |   |   |   |   |   |
| 15                                                                              |   |   | System Design, Customization & Development Phase |   | 35 days |   | Fri 19/08/11 |   | Thu 06/10/11 |   |   |   |   |   |   |   |   |   |
| 16                                                                              |   |   | Detailed Design Document Composition (1 week with the customer) |   | 7 weeks |   | Fri 19/08/11 |   | Thu 06/10/11 |   | OTI |   |   |   |   |   |   |   |
| 17                                                                              |   |   | Detailed Design & Plan Document Review (Maybe combined with Phase-I implementation) |   | 1 week |   | Fri 30/09/11 |   | Thu 06/10/11 |   | OTI,PANAMA |   |   |   |   |   |   |   |
| 18                                                                              |   |   | AM-2 Full System Detailed Design & Plan / Freeze |   | 0 days |   | Thu 06/10/11 |   | Thu 06/10/11 |   | PANAMA,OTI |   |   |   |   |   |   |   |
| 19                                                                              |   |   | Infrastructure - 1st phase, Main & DRS & Sites |   | 55 days |   | Tue 26/07/11 |   | Mon 10/10/11 |   |   |   |   |   |   |   |   |   |
| 20                                                                              |   |   | Building Infrastructure |   | 2.5 mons |   | Tue 26/07/11 |   | Mon 10/10/11 |   | PANAMA |   |   |   |   |   |   |   |
| 21                                                                              |   |   | Servers Room for Main DS & DRS |   | 2.5 mons |   | Tue 26/07/11 |   | Mon 10/10/11 |   | PANAMA |   |   |   |   |   |   |   |
| 22                                                                              |   |   | Air Conditioning |   | 2.5 mons |   | Tue 26/07/11 |   | Mon 10/10/11 |   | PANAMA |   |   |   |   |   |   |   |
| 23                                                                              |   |   | Fire Detections and Extinguishing systems |   | 2.5 mons |   | Tue 26/07/11 |   | Mon 10/10/11 |   | PANAMA |   |   |   |   |   |   |   |
| 24                                                                              |   |   | Isolated LAN |   | 2.5 mons |   | Tue 26/07/11 |   | Mon 10/10/11 |   | PANAMA |   |   |   |   |   |   |   |
| 25                                                                              |   |   | VPN WAN (IPSEC compliant) including center, DRS, Embassies, Border Control Sites |   | 2.5 mons |   | Tue 26/07/11 |   | Mon 10/10/11 |   | PANAMA |   |   |   |   |   |   |   |
| 26                                                                              |   |   | Lighting |   | 2.5 mons |   | Tue 26/07/11 |   | Mon 10/10/11 |   | PANAMA |   |   |   |   |   |   |   |
| 27                                                                              |   |   | Telephony |   | 2.5 mons |   | Tue 26/07/11 |   | Mon 10/10/11 |   | PANAMA |   |   |   |   |   |   |   |
| 28                                                                              |   |   | Electricity & Backup power (UPS + Generators) |   | 2.5 mons |   | Tue 26/07/11 |   | Mon 10/10/11 |   | PANAMA |   |   |   |   |   |   |   |
| 29                                                                              |   |   | Physical security (Alarm, Cameras, Access Control, Guard force) |   | 2.5 mons |   | Tue 26/07/11 |   | Mon 10/10/11 |   | PANAMA |   |   |   |   |   |   |   |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
| ID                                                                        |   |   | Task Name |   | Duration |   | Start |   | Finish |   | Resource | 20 Dec '10 |   | 27 |
|                                                                      |   |   |   |   |   |   |   |   |   |   | Names |  T | W | T | F | S | S | M |
| 30                                                                        |   |   | Booth (Lighting, Orientation, Equipment Placement) |   | 2.5 mons |   | Tue 26/07/11 |   | Mon 10/10/11 |   | PANAMA |   |   |   |   |   |   |   |
| 31                                                                        |   |   | Locked secured warehouses |   | 2.5 mons |   | Tue 26/07/11 |   | Mon 10/10/11 |   | PANAMA |   |   |   |   |   |   |   |
| 32                                                                        |   |   | Nation Wide Operations Established / Team / Communications / Procedures / Budget allocation / Transportation |   | 2.5 mons |   | Tue 26/07/11 |   | Mon 10/10/11 |   | PANAMA |   |   |   |   |   |   |   |
| 33                                                                        |   |   | Recruit and Assign human resources to their positions |   | 2.5 mons |   | Tue 26/07/11 |   | Mon 10/10/11 |   | PANAMA |   |   |   |   |   |   |   |
| 34                                                                        |   |   | Sites (review) readiness for Installations: border + embassies from remote |   | 0 days |   | Mon 10/10/11 |   | Mon 10/10/11 |   | OTI,PANAMA |   |   |   |   |   |   |   |
| 35                                                                        |   |   | e-Visa Sticker Components |   | 58 days |   | Tue 26/07/11 |   | Thu 13/10/11 |   |   |   |   |   |   |   |   |   |
| 36                                                                        |   |   | eVisa SECURED graphical design |   | 1 week |   | Fri 19/08/11 |   | Thu 25/08/11 |   | OTI |   |   |   |   |   |   |   |
| 37                                                                        |   |   | Holographic Laminate graphical design |   | 1 week |   | Fri 19/08/11 |   | Thu 25/08/11 |   | OTI |   |   |   |   |   |   |   |
| 38                                                                        |   |   | Graphic Design Correction Cycle and signoff |   | 1 week |   | Fri 26/08/11 |   | Thu 01/09/11 |   | OTI,PANAMA |   |   |   |   |   |   |   |
| 39                                                                        |   |   | Confirm and sign the eVisa Graphic design |   | 0 days |   | Thu 01/09/11 |   | Thu 01/09/11 |   | PANAMA |   |   |   |   |   |   |   |
| 40                                                                        |   |   | Hologram origination |   | 2 weeks |   | Fri 02/09/11 |   | Thu 15/09/11 |   | OTI |   |   |   |   |   |   |   |
| 41                                                                        |   |   | eVisa Security pre-Printing (+customer approval of 1st batch) |   | 2 weeks |   | Fri 02/09/11 |   | Thu 15/09/11 |   | OTI |   |   |   |   |   |   |   |
| 42                                                                        |   |   | Holographic Origination & Security Printing / proof & signoff |   | 1 week |   | Fri 16/09/11 |   | Thu 22/09/11 |   | PANAMA,OTI |   |   |   |   |   |   |   |
| 43                                                                        |   |   | Holographic Ribbon manufacturing |   | 4 weeks |   | Fri 16/09/11 |   | Thu 13/10/11 |   | OTI |   |   |   |   |   |   |   |
| 44                                                                        |   |   | eVisa Manufacturing |   | 2 weeks |   | Fri 30/09/11 |   | Thu 13/10/11 |   | OTI |   |   |   |   |   |   |   |
| 45                                                                        |   |   | Purchase Documents Raw Materials |   | 2.5 mons |   | Tue 26/07/11 |   | Mon 10/10/11 |   | OTI |   |   |   |   |   |   |   |
| 46                                                                        |   |   | Initial eVisa and eBorder control system / IT and Equipment |   | 95 days |   | Tue 26/07/11 |   | Mon 05/12/11 |   |   |   |   |   |   |   |   |   |
| 47                                                                        |   |   | Procurement procedures for 1st Phase Systems & Peripherals |   | 3 weeks |   | Tue 26/07/11 |   | Mon 15/08/11 |   | OTI |   |   |   |   |   |   |   |
| 48                                                                        |   |   | Supply of Integration Servers and OTI integration AFIS |   | 3 weeks |   | Tue 09/08/11 |   | Mon 29/08/11 |   | OTI |   |   |   |   |   |   |   |
| 49                                                                        |   |   | Integration of Integration Server (s) |   | 2 weeks |   | Tue 30/08/11 |   | Mon 12/09/11 |   | OTI |   |   |   |   |   |   |   |
| 50                                                                        |   |   | Supply of Basic Peripherals |   | 3 weeks |   | Tue 09/08/11 |   | Mon 29/08/11 |   | OTI |   |   |   |   |   |   |   |
| 51                                                                        |   |   | Manufacture & Integrate of 4 MRS |   | 2 weeks |   | Tue 30/08/11 |   | Mon 12/09/11 |   | OTI |   |   |   |   |   |   |   |
| 52                                                                        |   |   | First workflow - System Customization, Manufacturing, Integration & Testing |   | 16 weeks |   | Tue 26/07/11 |   | Mon 14/11/11 |   | OTI |   |   |   |   |   |   |   |
| 53                                                                        |   |   | AM-3 Shipment & release from customs of the system |   | 2 weeks |   | Tue 13/09/11 |   | Mon 26/09/11 |   | OTI |   |   |   |   |   |   |   |
| 54                                                                        |   |   | Shipment & release from customs of Interim eVisa needs (Diplomatic courier) |   | 1 week |   | Fri 07/10/11 |   | Thu 13/10/11 |   | OTI,PANAMA |   |   |   |   |   |   |   |
| 55                                                                        |   |   | On site integration |   | 1.5 weeks |   | Fri 14/10/11 |   | Tue 25/10/11 |   | OTI,PANAMA |   |   |   |   |   |   |   |
| 56                                                                        |   |   | Teams Training |   | 1 week |   | Tue 15/11/11 |   | Mon 21/11/11 |   | PANAMA,OTI |   |   |   |   |   |   |   |
| 57                                                                        |   |   | AM-4 First Official eVisa issued / Commence data collection |   | 1 week |   | Tue 22/11/11 |   | Mon 28/11/11 |   | PANAMA,OTI |   |   |   |   |   |   |   |
| 58                                                                        |   |   | Initial eVisa and eBorder control system - Acceptance |   | 0 days |   | Mon 28/11/11 |   | Mon 28/11/11 |   | PANAMA,OTI |   |   |   |   |   |   |   |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
| ID                                                                        |   |   | Task Name |   | Duration |   | Start |   | Finish |   | Resource | Dec '10 |   | 27 |
|                                                                      |   |   |   |   |   |   |   |   |   |   | Names | T | W | T | F | S | S | M |
| 59                                                                        |    |   | Travel & Installation (Enrollment @ embassy, eBorder, Integration server) |   | 1 week |   | Tue 29/11/11 |   | Mon 05/12/11 |   | PANAMA,OTI |   |   |   |   |   |   |   |
| 60                                                                        |   |   | Initial eVisa and eBorder control system Installed and operative (2 embassies and 2 border control stations) |   | 0 weeks |   | Mon 05/12/11 |   | Mon 05/12/11 |   | PANAMA,OTI |   |   |   |   |   |   |   |
| 61                                                                        |   |   | eVisa Issuing & border Systems - Deployment |   | 93 days |   | Tue 18/10/11 |   | Thu 23/02/12 |   |   |   |   |   |   |   |   |   |
| 62                                                                        |    |   | Continues eVisa & consumables shipments & release from customs |   | 16 weeks |   | Tue 18/10/11 |   | Mon 06/02/12 |   | OTI |   |   |   |   |   |   |   |
| 63                                                                        |    |   | Additional 2 Embassies release from customs, integrated & start to issue new eVisa |   | 1 week |   | Fri 23/12/11 |   | Thu 29/12/11 |   | PANAMA,OTI |   |   |   |   |   |   |   |
| 64                                                                        |    |   | Additional 3 Embassies release from customs, integrated & start to issue new eVisa |   | 1 week |   | Fri 03/02/12 |   | Thu 09/02/12 |   | PANAMA,OTI |   |   |   |   |   |   |   |
| 65                                                                        |    |   | eBorder: Initial 5 stations start to check the new eVisa |   | 1 week |   | Fri 03/02/12 |   | Thu 09/02/12 |   | OTI,PANAMA |   |   |   |   |   |   |   |
| 66                                                                        |   |   | eBorder: Additional 10 stations start to check the new eVisa |   | 1 week |   | Fri 10/02/12 |   | Thu 16/02/12 |   | PANAMA,OTI |   |   |   |   |   |   |   |
| 67                                                                        |   |   | eBorder: Additional 15 stations start to check the new eVisa |   | 1 week |   | Fri 17/02/12 |   | Thu 23/02/12 |   | PANAMA,OTI |   |   |   |   |   |   |   |
| 68                                                                        |   |   | IT and Equipment - Main Site |   | 122 days |   | Fri 19/08/11 |   | Mon 06/02/12 |   |   |   |   |   |   |   |   |   |
| 69                                                                        |    |   | Fine tune IT Design & BOM |   | 2 weeks |   | Fri 19/08/11 |   | Thu 01/09/11 |   | OTI |   |   |   |   |   |   |   |
| 70                                                                        |    |   | Procurement procedures |   | 2 weeks |   | Fri 26/08/11 |   | Thu 08/09/11 |   | OTI |   |   |   |   |   |   |   |
| 71                                                                        |    |   | Peripherals (PC's, FP Scanners, Printers, gates etc.)/direct to customer |   | 8 weeks |   | Fri 09/09/11 |   | Thu 03/11/11 |   | OTI |   |   |   |   |   |   |   |
| 72                                                                        |    |   | Servers & Peripherals Supply |   | 8 weeks |   | Fri 09/09/11 |   | Thu 03/11/11 |   | OTI |   |   |   |   |   |   |   |
| 73                                                                        |    |   | Servers / System Integration |   | 5 weeks |   | Fri 04/11/11 |   | Thu 08/12/11 |   | OTI |   |   |   |   |   |   |   |
| 74                                                                        |    |   | IT Training in Israel |   | 1 week |   | Fri 02/12/11 |   | Thu 08/12/11 |   | OTI,PANAMA |   |   |   |   |   |   |   |
| 75                                                                        |    |   | AM-5 Servers & Peripherals Shipment & release from customs |   | 3 weeks |   | Fri 09/12/11 |   | Thu 29/12/11 |   | OTI |   |   |   |   |   |   |   |
| 76                                                                        |    |   | System SW development |   | 8 weeks |   | Tue 15/11/11 |   | Mon 09/01/12 |   | OTI |   |   |   |   |   |   |   |
| 77                                                                        |    |   | Integration on Site (HW & SW) |   | 2 weeks |   | Tue 10/01/12 |   | Mon 23/01/12 |   | OTI,PANAMA |   |   |   |   |   |   |   |
| 78                                                                        |   |   | On site IT training & manuals supply |   | 2 weeks |   | Tue 10/01/12 |   | Mon 23/01/12 |   | OTI,PANAMA |   |   |   |   |   |   |   |
| 79                                                                        |    |   | Phase-I SW Integration & Testing |   | 2 weeks |   | Tue 24/01/12 |   | Mon 06/02/12 |   | OTI,PANAMA |   |   |   |   |   |   |   |
| 80                                                                        |   |   | Phase-I System Ready (Most Functionality) |   | 0 days |   | Mon 06/02/12 |   | Mon 06/02/12 |   | OTI,PANAMA |   |   |   |   |   |   |   |
| 81                                                                        |   |   | Complete System |   | 289 days |   | Fri 24/02/12 |   | Wed 03/04/13 |   |   |   |   |   |   |   |   |   |
| 82                                                                        |   |   | System update to meet design + Testing |   | 5 weeks |   | Fri 24/02/12 |   | Thu 29/03/12 |   | OTI,PANAMA |   |   |   |   |   |   |   |
| 83                                                                        |   |   | AM-6 Complete system acceptance |   | 0 days |   | Thu 29/03/12 |   | Thu 29/03/12 |   | PANAMA,OTI |   |   |   |   |   |   |   |
| 84                                                                        |   |   | AM7- Delivery of CD with the Source Code |   | 0 days |   | Thu 29/03/12 |   | Thu 29/03/12 |   |   |   |   |   |   |   |   |   |
| 85                                                                        |   |   | Phase-I System ready (All Functionality) |   | 0 days |   | Thu 29/03/12 |   | Thu 29/03/12 |   | PANAMA,OTI |   |   |   |   |   |   |   |
| 86                                                                        |   |   | 1 Year Support (3rd Level) |   | 12 mons |   | Fri 30/03/12 |   | Wed 03/04/13 |   |   |   |   |   |   |   |   |   |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

|  Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------------|
| 27 Dec '10                                                                      | 03 Jan '11 | 10 Jan '11 | 17 Jan '11 | 24 Jan '11 | 31 Jan '11 | 07 Feb '11 |
| M                                                                               | T | W | T | F | S | S | M | T | W | T | F | S | S |  M |  T | W | T | F | S | S |  M |  T | W | T | F | S | S |  M |  T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S |
|                                                                            |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
| 27 Dec '10                                                                | 03 Jan '11 | 10 Jan '11 | 17 Jan '11 | 24 Jan '11 | 31 Jan '11 | 07 Feb '11 |
| M                                                                         | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
| 27 Dec '10                                                                | 03 Jan '11 | 10 Jan '11 | 17 Jan '11 | 24 Jan '11 | 31 Jan '11 | 07 Feb '11 |
| M                                                                         | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S |  M | T |  W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
|                                                                      | 14 Feb '11 | 21 Feb '11 | 28 Feb '11 | 07 Mar '11 | 14 Mar '11 | 21 Mar '11 | 28 Mar '11 |
| S                                                                         | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
|                                                                      | 14 Feb '11 | 21 Feb '11 | 28 Feb '11 | 07 Mar '11 | 14 Mar '11 | 21 Mar '11 | 28 Mar '11 |
| S                                                                         | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
|                                                                      |   | 14 Feb '11 | 21 Feb '11 | 28 Feb '11 | 07 Mar '11 | 14 Mar '11 | 21 Mar '11 | 28 Mar '11 |
| S                                                                         | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
|                                                                      |   |   |   | 04 Apr '11 | 11 Apr '11 | 18 Apr '11 | 25 Apr '11 | 02 May '11 | 09 May '11 | 16 May |
| T                                                                         | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
|                                                                      |   |   | 04 Apr '11 | 11 Apr '11 | 18 Apr '11 | 25 Apr '11 | 02 May '11 | 09 May '11 | 16 May |
| T                                                                         | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
|                                                                      |   |   | 04 Apr '11 | 11 Apr '11 | 18 Apr '11 | 25 Apr '11 | 02 May '11 | 09 May '11 | 16 May |
| T                                                                         | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
| May '11                                                                   | 23 May '11 | 30 May '11 | 06 Jun '11 | 13 Jun '11 | 20 Jun '11 | 27 Jun '11 |
| T                                                                         | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
| May '11                                                                   | 23 May '11 | 30 May '11 | 06 Jun '11 | 13 Jun '11 | 20 Jun '11 | 27 Jun '11 |
| T                                                                         | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
| May '11                                                                   | 23 May '11 | 30 May '11 | 06 Jun '11 | 13 Jun '11 | 20 Jun '11 | 27 Jun '11 |
| T                                                                         | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| 04 Jul '11 | 11 Jul '11 | 18 Jul '11 | 25 Jul '11 | 01 Aug '11 | 08 Aug '11 | 15 Aug '11 |
|------------|------------|------------|------------|------------|------------|------------|
| M          | T          | W          | T          | F          | S          | S          | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

|   | 04 Jul '11 | 11 Jul '11 | 18 Jul '11 | 25 Jul '11 | 01 Aug '11 | 08 Aug '11 | 15 Aug '11 |
|--------|------------|------------|------------|------------|------------|------------|------------|
| S      | M          | T          | W          | T          | F          | S          | S          | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
|   04 Jul '11                                                         | 11 Jul '11 | 18 Jul '11 | 25 Jul '11 | 01 Aug '11 | 08 Aug '11 | 15 Aug '11 |
| S                                                                         | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

|   |   |   | 22 Aug '11 | 29 Aug '11 | 05 Sep '11 | 12 Sep '11 | 19 Sep '11 | 26 Sep '11 | 03 Oct '11 |
|--------|--------|--------|------------|------------|------------|------------|------------|------------|------------|
| F      | S      | S      | M          | T          | W          | T          | F          | S          | S          | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

|   |   |   | 22 Aug '11 | 29 Aug '11 | 05 Sep '11 | 12 Sep '11 | 19 Sep '11 | 26 Sep '11 | 03 Oct '11 |
|--------|--------|--------|------------|------------|------------|------------|------------|------------|------------|
| F      | S      | S      | M          | T          | W          | T          | F          | S          | S          | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

|   |   |   | 22 Aug '11 | 29 Aug '11 | 05 Sep '11 | 12 Sep '11 | 19 Sep '11 | 26 Sep '11 | 03 Oct '11 |
|--------|--------|--------|------------|------------|------------|------------|------------|------------|------------|
| F      | S      | S      | M          | T          | W          | T          | F          | S          | S          | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

|   |   |   |   |   | 10 Oct '11 | 17 Oct '11 | 24 Oct '11 | 31 Oct '11 | 07 Nov '11 | 14 Nov '11 | 21 |
|--------|--------|--------|--------|--------|------------|------------|------------|------------|------------|------------|----|
| W      | T      | F      | S      | S      | M          | T          | W          | T          | F          | S          | S  | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| 11 |   |   |   |   | 10 Oct '11 | 17 Oct '11 | 24 Oct '11 | 31 Oct '11 | 07 Nov '11 | 14 Nov '11 | 21 |
|----|--------|--------|--------|--------|------------|------------|------------|------------|------------|------------|----|
| W  | T      | F      | S      | S      | M          | T          | W          | T          | F          | S          | S  | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| 11 | 10 Oct '11 | 17 Oct '11 | 24 Oct '11 | 31 Oct '11 | 07 Nov '11 | 14 Nov '11 | 21 |
|----|------------|------------|------------|------------|------------|------------|----|
| W  | T          | F          | S          | S          | M          | T          | W  | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| 21 Nov '11 | 28 Nov '11 | 05 Dec '11 | 12 Dec '11 | 19 Dec '11 | 26 Dec '11 | 02 Jan '12 |
|------------|------------|------------|------------|------------|------------|------------|
| M          | T          | W          | T          | F          | S          | S          | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| 21 Nov '11 | 28 Nov '11 | 05 Dec '11 | 12 Dec '11 | 19 Dec '11 | 26 Dec '11 | 02 Jan '12 |
|------------|------------|------------|------------|------------|------------|------------|
| M          | T          | W          | T          | F          | S          | S          | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| 21 Nov '11 | 28 Nov '11 | 05 Dec '11 | 12 Dec '11 | 19 Dec '11 | 26 Dec '11 | 02 Jan '12 |
|------------|------------|------------|------------|------------|------------|------------|
| M          | T          | W          | T          | F          | S          | S          | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
|                                                                      |   | 09 Jan '12 | 16 Jan '12 | 23 Jan '12 | 30 Jan '12 | 06 Feb '12 | 13 Feb '12 | 20 Feb '12 |
| S                                                                         | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
|                                                                      |   | 09 Jan '12 | 16 Jan '12 | 23 Jan '12 | 30 Jan '12 | 06 Feb '12 | 13 Feb '12 | 20 Feb '12 |
| S                                                                         | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

|   |   | 09 Jan '12 | 16 Jan '12 | 23 Jan '12 | 30 Jan '12 | 06 Feb '12 | 13 Feb '12 | 20 Feb '12 |
|--------|--------|------------|------------|------------|------------|------------|------------|------------|
| S      | S      | M          | T          | W          | T          | F          | S          | S          | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
|                                                                      |   |   | 27 Feb '12 | 05 Mar '12 | 12 Mar '12 | 19 Mar '12 | 26 Mar '12 | 02 Apr '12 | 09 Apr |
| T                                                                         | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
|                                                                      |   |   |   | 27 Feb '12 | 05 Mar '12 | 12 Mar '12 | 19 Mar '12 | 26 Mar '12 | 02 Apr '12 | 09 Apr |
| T                                                                         | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

|   |   |   |   | 27 Feb '12 | 05 Mar '12 | 12 Mar '12 | 19 Mar '12 | 26 Mar '12 | 02 Apr '12 | 09 Apr |
|--------|--------|--------|--------|------------|------------|------------|------------|------------|------------|--------|
| T      | F      | S      | S      | M          | T          | W          | T          | F          | S          | S      | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Apr '12 | 16 Apr '12 | 23 Apr '12 | 30 Apr '12 | 07 May '12 | 14 May '12 | 21 May '12 |
|---------|------------|------------|------------|------------|------------|------------|
| T       | W          | T          | F          | S          | S          | M          | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
| Apr '12                                                                   | 16 Apr '12 | 23 Apr '12 | 30 Apr '12 | 07 May '12 | 14 May '12 | 21 May '12 |
| T                                                                         | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Apr '12 |   | 16 Apr '12 | 23 Apr '12 | 30 Apr '12 | 07 May '12 | 14 May '12 | 21 May '12 |
|---------|--------|------------|------------|------------|------------|------------|------------|
| T       | W      | T          | F          | S          | S          | M          | T          | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

|   | 28 May '12 | 04 Jun '12 | 11 Jun '12 | 18 Jun '12 | 25 Jun '12 | 02 Jul '12 | 09 Jul '12 |
|--------|------------|------------|------------|------------|------------|------------|------------|
| S      | M          | T          | W          | T          | F          | S          | S          | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
|   28 May '12                                                         | 04 Jun '12 | 11 Jun '12 | 18 Jun '12 | 25 Jun '12 | 02 Jul '12 | 09 Jul '12 |
| S                                                                         | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

|   | 28 May '12 | 04 Jun '12 | 11 Jun '12 | 18 Jun '12 |   | 25 Jun '12 | 02 Jul '12 | 09 Jul '12 |
|--------|------------|------------|------------|------------|--------|------------|------------|------------|
| S      | M          | T          | W          | T          | F      | S          | S          | M          | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

|   |   |   | 16 Jul '12 | 23 Jul '12 | 30 Jul '12 | 06 Aug '12 | 13 Aug '12 | 20 Aug '12 | 27 Aug '12 |
|--------|--------|--------|------------|------------|------------|------------|------------|------------|------------|
| F      | S      | S      | M          | T          | W          | T          | F          | S          | S          | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
|                                                                      |   | 16 Jul '12 | 23 Jul '12 | 30 Jul '12 | 06 Aug '12 | 13 Aug '12 | 20 Aug '12 | 27 Aug '12 |
| F                                                                         | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

|   |   |   | 16 Jul '12 | 23 Jul '12 | 30 Jul '12 | 06 Aug '12 | 13 Aug '12 | 20 Aug '12 | 27 Aug '12 |
|--------|--------|--------|------------|------------|------------|------------|------------|------------|------------|
| F      | S      | S      | M          | T          | W          | T          | F          | S          | S          | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| '12 |   |   |   |   | 03 Sep '12 | 10 Sep '12 | 17 Sep '12 | 24 Sep '12 | 01 Oct '12 | 08 Oct '12 | 15 |
|-----|--------|--------|--------|--------|------------|------------|------------|------------|------------|------------|----|
| W   | T      | F      | S      | S      | M          | T          | W          | T          | F          | S          | S  | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| '12    |   |   |   |   | 03 Sep '12 | 10 Sep '12 | 17 Sep '12 | 24 Sep '12 | 01 Oct '12 | 08 Oct '12 | 15     |
|--------|--------|--------|--------|--------|------------|------------|------------|------------|------------|------------|--------|
| W      | T      | F      | S      | S      | M          | T          | W          | T          | F          | S          | S      | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M |
|   |   |   |   |   |       |       |       |       |       |       |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
| '12                                                                       | 03 Sep '12 | 10 Sep '12 | 17 Sep '12 | 24 Sep '12 | 01 Oct '12 | 08 Oct '12 | 15 |
| W                                                                         | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| 15 Oct '12 | 22 Oct '12 | 29 Oct '12 | 05 Nov '12 | 12 Nov '12 | 19 Nov '12 | 26 Nov '12 |
|------------|------------|------------|------------|------------|------------|------------|
| M          | T          | W          | T          | F          | S          | S          | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
| 15 Oct '12                                                                | 22 Oct '12 | 29 Oct '12 | 05 Nov '12 | 12 Nov '12 | 19 Nov '12 | 26 Nov '12 |
|                                                                      |   |   |   |   |   |   |
| M                                                                         | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| 15 Oct '12 | 22 Oct '12 | 29 Oct '12 | 05 Nov '12 | 12 Nov '12 | 19 Nov '12 | 26 Nov '12 |
|------------|------------|------------|------------|------------|------------|------------|
| M          | T          | W          | T          | F          | S          | S          | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

|   |   | 03 Dec '12 | 10 Dec '12 | 17 Dec '12 | 24 Dec '12 | 31 Dec '12 | 07 Jan '13 | 14 Jan '13 |
|--------|--------|------------|------------|------------|------------|------------|------------|------------|
| S      | S      | M          | T          | W          | T          | F          | S          | S          | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
|                                                                      | 03 Dec '12 | 10 Dec '12 | 17 Dec '12 | 24 Dec '12 | 31 Dec '12 | 07 Jan '13 | 14 Jan '13 |
| S                                                                         | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

|   |   | 03 Dec '12 | 10 Dec '12 | 17 Dec '12 | 24 Dec '12 | 31 Dec '12 | 07 Jan '13 | 14 Jan '13 |
|--------|--------|------------|------------|------------|------------|------------|------------|------------|
| S      | S      | M          | T          | W          | T          | F          | S          | S          | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

|   |   |   |   | 21 Jan '13 | 28 Jan '13 | 04 Feb '13 | 11 Feb '13 | 18 Feb '13 | 25 Feb '13 | 04 Mar |
|--------|--------|--------|--------|------------|------------|------------|------------|------------|------------|--------|
| T      | F      | S      | S      | M          | T          | W          | T          | F          | S          | S      | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix E - Project Implementation Plan Phase1_EN_2011 06 20_(Final).mpp |
|---------------------------------------------------------------------------|
|                                                                      |   |   |   | 21 Jan '13 | 28 Jan '13 | 04 Feb '13 | 11 Feb '13 | 18 Feb '13 | 25 Feb '13 | 04 Mar |
| T                                                                         | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T |
|                                                                      |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |   |

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

|   |   |   |   | 21 Jan '13 | 28 Jan '13 | 04 Feb '13 | 11 Feb '13 | 18 Feb '13 | 25 Feb '13 | 04 Mar |
|--------|--------|--------|--------|------------|------------|------------|------------|------------|------------|--------|
| T      | F      | S      | S      | M          | T          | W          | T          | F          | S          | S      | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Mar '13 |   | 11 Mar '13 | 18 Mar '13 | 25 Mar '13 | 01 Apr '13 | 08 Apr '13 | 15 Apr '13 |
|---------|--------|------------|------------|------------|------------|------------|------------|
| T       | W      | T          | F          | S          | S          | M          | T          | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Mar '13 | 11 Mar '13 | 18 Mar '13 | 25 Mar '13 | 01 Apr '13 | 08 Apr '13 | 15 Apr '13 |
|---------|------------|------------|------------|------------|------------|------------|
| T       | W          | T          | F          | S          | S          | M          | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Mar '13 | 11 Mar '13 | 18 Mar '13 | 25 Mar '13 | 01 Apr '13 | 08 Apr '13 | 15 Apr '13 |
|---------|------------|------------|------------|------------|------------|------------|
| T       | W          | T          | F          | S          | S          | M          | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S | M | T | W | T | F | S | S |

----

| Critical          |               | Finish-only        |  | Manual Summary |   |
|-------------------|--------------------|--------------------|--|----------------|--------|
| Critical Split    | Duration-only      | Project Summary    |
| Critical Progress | Baseline           | External Tasks     |
| Task              | Baseline Split     | External Milestone |
| Split             | Baseline Milestone | Inactive Task      |
| Task Progress     | Milestone          | Inactive Milestone |
| Manual Task       | Summary Progress   | Inactive Summary   |
| Start-only        | Summary            | Deadline           |

----

----

| Appendix F – Project Management Plan |
|--------------------------------------------|

| 1. | The STATE shall appoint a Government Project Manager (GPM”) with full powers and authority to represent the STATE in all matters regarding the implementation of the Project and the Agreement. |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 2. | The CONTRACTOR shall appoint the CONTRACTOR’s Project Manager (CPM”) with full powers and authority to represent the CONTRACTOR in all matters regarding the Project and the Agreement and to manage, control, supervise and direct the Project and the performance of the Agreement by both parties, including the financial, administrative, operational and the technological aspects. |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 3. | Except otherwise provided, all instructions, communications and orders from either party to the other party shall be given by the respective project manager. |
|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 4. | All works carried out under the Agreement shall be under the joint supervision of both the STATE’s PM and CONTRACTOR’s PM, provided however that the CONTRACTOR’s PM shall be deemed senior, and that in case of any disagreement or controversy between the Project Managers, it shall be settled by the Project Steering Committee (see below). |
|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 4.1. | If the CONTRACTOR, without undue delay after any decision or instruction otherwise than in writing, being given, requires such decision or instruction to be confirmed in writing by the STATE’s PM, such decision or instruction shall not be effective until written confirmation thereof has been received by the CONTRACTOR; and |
|--------|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 4.2. | If the CONTRACTOR disputes or questions any of the STATE’s PM’s instructions, it may give a written notice to the STATE’s PM, within seven (7) days after receiving any such instruction of the STATE’s PM. The CONTRACTOR shall give its reasons for contesting the decision of the STATE’s PM. |
|--------|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 5. | Each of the Project Managers may, from time to time, delegate to any senior officer of the STATE or of the CONTRACTOR, as the case may be, any of the powers, discretion, functions and authorities vested in him and may at any time revoke any such delegation. Any such delegation or revocation shall be in writing and in case of delegation shall specify the powers, discretion, functions and authorities thereby delegated. No such delegation or revocation shall have affect on the other party unless it has been informed thereof in writing. |
|----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 6. | Each of the Project Managers and the CONTRACTOR’s staff shall be granted by the STATE full access to all the relevant premises, including governmental facilities and premises, as shall be required, according to the CONTRACTOR’s PM, in order to perform any phase of the Project. |
|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 7. | Immediately after the Project Activation, the STATE will assign the GPM. The Government will establish a team which will include (at least) a member or  members which has/have the following functions and decision making authority: |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | · | Principal Secretary of the Ministry under which the Project is conducted; |
|--------|--------|---------------------------------------------------------------------------|

----

|   | · | A  STATE’s National IT Manager/Advisor; |
|--------|--------|---------------------------------------------------------|

|   | · | A Project Controller; |
|--------|--------|-----------------------|

|   | · | A Legal Advisor; |
|--------|--------|------------------|

|   | · | A Logistics Officer. |
|--------|--------|----------------------|

|   | · | Operations manager |
|--------|--------|--------------------|

| 8. | The CONTRACTOR and the STATE each in its side will establish mutual Project Steering Committees ("PSC") which will include the national and CONTRACTOR executives respectively. The PSCs will carry meetings on a need bases to monitor the Project's progress, define future strategy and try to resolve major obstacles which were not resolved by the CPM and GPM. |
|----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 9. | With commencement of the project the CONTRACTOR will supervise the operations and will take the responsibility of training the Government to manage the operations. With the completion of the training the operations will go through a transition period were the Government shall take over operational responsibilities in their entirety with close monitoring of the CONTRACTOR, this period is expected to last 4-5 month. At the conclusion of this period the operations will go into the commercial on going stage of service and maintenance with remote monitoring of the CONTRACTOR. |
|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 10. | The GPM must take the following actions in advance: |
|-----|-----------------------------------------------------|

|   | · | Establish the team to plan, execute, control and monitor nationwide operations and report relevant information to the  CPM and the GPM during the implementation phase and to the GPM during the project phase |
|--------|--------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | · | Prepare the technology team, a group of top experts on national level which will closely cooperate with the CONTRACTOR’s designers during the design phase to develop processes, during the implementation phase to implement the processes and will follow in their assimilation after the implementation phase. |
|--------|--------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | · | Prepare a logistics post to deal with all the shipments arriving from the CONTRACTOR, release them from customs and transport them to their intended locations. |
|--------|--------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | · | Prepare a operations post to prepare all Offices infrastructure (buildings, furnishing, cubicles, lighting, network, network security, telephony, fire safety, air-conditioning, electricity, backup power, lighting, physical security of building and people) to accommodate with the proposed solution |
|--------|--------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | · | Prepare an integration Office for the collection of equipment and goods for the integration of the equipment and its distribution to the different Offices |
|--------|--------|------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | · | Establish a response center team to deal with service calls nation and international wide. |
|--------|--------|--------------------------------------------------------------------------------------------|

|   | · | Prepare the means for transportation and communications between team members and sites. |
|--------|--------|-----------------------------------------------------------------------------------------|

----

|   | · | Prepare the management the operators and the key people to monitor the operations on daily bases in each Office nation wide and in the embassy’s. |
|--------|--------|---------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | · | Make the necessary means for efficient communication between the CPM and the GPM and the Government offices |
|--------|--------|-------------------------------------------------------------------------------------------------------------|

|   | · | Prepare the transportation means to the different locations during the implementation phase. |
|--------|--------|----------------------------------------------------------------------------------------------|

|   | · | Deal with physical security means for the teams |
|--------|--------|-------------------------------------------------|

|   | · | Have direct legal advice for key legal issues related to; business relations, logistics, procurement and operations of the project. |
|--------|--------|-------------------------------------------------------------------------------------------------------------------------------------|

|   | · | Allocate the budgets necessary for the release of goods from customs and carry on operations on national and international level. |
|--------|--------|-----------------------------------------------------------------------------------------------------------------------------------|

----

| Appendix G – Format of Forms |
|------------------------------------|

| A. | This Appendix contains agreed formats of the following forms: |
|----|---------------------------------------------------------------|

|   | 1.  | Format of the “Change Request Form” |
|--------|----------|-------------------------------------------------|

|   | 2.  | Format of the “Milestone Delivery - Acceptance ertificate” |
|--------|----------|------------------------------------------------------------------------|

| B. | Use of the specified forms: |
|----|-----------------------------|

|   | 1. | Format of the Milestone Delivery - Acceptance Certificate: |
|--------|----|------------------------------------------------------------|

|   | v | This certificate should be issued by the STATE in favor of the CONTRACTOR, immediately upon the delivery of each Milestone. |
|--------|---|-----------------------------------------------------------------------------------------------------------------------------|

|   | 2. | Format of the Change Request Form: |
|--------|----|------------------------------------|

|   | v | This form should be filled in and forwarded by the STATE to the CONTRACTOR, in any case that the STATE requests a change in the proposed system, in relation to the signed Agreement between the parties. |
|--------|---|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|  Milestone Delivery - Acceptance Certificate The STATE hereby confirms, according to the Agreement signed between the STATE and the CONTRACTOR, that the CONTRACTOR has completed successfully and satisfactory all its delivery obligations to be performed under Milestone ______________________, all as per defined in the Scope of Work (SOW). For and of behalf of the STATE: ____________________________                                                                                     _____________________    Full Name, Title, Seal                                                                                                       Date |
|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

----

|   | To: | __________________ |
|--------|-----|--------------------|

|   | From: | __________________ |
|--------|-------|--------------------|

|   | CC: | __________________ |
|--------|-----|--------------------|

|   | Date: | __________________ |
|--------|-------|--------------------|

|   | Short Description: __________________________________________________ |
|--------|-----------------------------------------------------------------------|

----

| CR Number:                 |                        | CR Date of Preparation: |   |
|----------------------------|-----------------------------|-------------------------|--------|
| Original Version Found in: |                        |
| Priority                   | Normal / Immediate / Urgent | Category                |   | STATE Approval Required |   |
| Submitted By:              |                        | Name                    |   | Duty |   |
| Description:               |                        |
| Date Received and Recorded |                        |
| Response due date          |                        |

| CR Number:                                                    |                                                        |
|---------------------------------------------------------------|-------------------------------------------------------------|
| Submitted By:                                                 |                                                        | Name: |   | Duty: |   |
| General Response:                                             |                                                        |
| Time Table Effects                                            |                                                        |
| Bill of Materials Effects                                     |                                                        |
| Financial Effects Breakdowns:Capital investment \ maintenance |                                                        |   |
| Date of Response                                              |                                                        |  Internal Routing for review and response: |
| Name:                                                         |
| STATE Response                                                | Authorized  \ Hold in View  \ Abandoned |
|  Duty                                                    | Name                                                        |   | Signature |   |
|                                                          | Place                                                       |   | Date |   |
| Accepted and Recorded By                                      | Name                                                        |   | Date |   |

----

| Appendix H – Maintenance Agreement |
|------------------------------------------|

| WHEREAS | During the Maintenance Period the CONTRACTOR shall provide the STATE with maintenance services for the Project as stated under the Agreement. This Maintenance Agreement specifies the content of these services. |
|---------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 1. | The Duration of the Maintenance Agreement is the same as the Agreement Duration, during which the CONTRACTOR will maintain the Project and receives agreed payments for such services.  |
|----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 2. | Unless the Agreement requires otherwise, capitalized terms defined herein shall have the meaning ascribed to them in the Agreement.  |
|----|-------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.1. | Scope of Warranty and Maintenance Services. The CONTRACTOR shall provide the STATE, with support and maintenance services (the "Services") for the CONTRACTOR’s provided items of the Project including software and hardware listed in: Appendix C – Bill of Materials and Prices (“BOM”) during the Period of the Project.  |
|--------|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.2. | The STATE will establish a Help Desk that will receive all service calls, log them into the system and will follow up until it will be resolved. Calls for service can be initiated either by phone or by email, but must be accompanied by a written failure report and other documentation if required.  |
|--------|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.3. | The STATE will allocate a STATE Support manager that will manage the entire maintenance operation for the system including but not limited to the Central sites, all technicians, training and certification of the technicians, spare parts, preventive maintenance, dispatch, escalation, generate and distribute routine maintenance reports. The Help Desk will dispatch the relevant technician to the call and will escalate the problem to higher level in case it is not resolved within reasonable time.  |
|--------|------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.4. | The STATE will provide the software tools to manage such operation. Whenever a problem is escalated to an upper level, a higher management level should be updated.  |
|--------|------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.5. | The Services (whether rendered by the STATE, the CONTRACTOR or the CONTRACTOR’s Subcontractor, as stated below) shall include the following:  |
|--------|------|----------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.5.1. | Installation, testing and the implementation of standard corrections, updates, supply and installation of new versions and new releases of the software and updating of related documentation and materials to the level defined in this contract; For avoidance of any doubt, functionality upgrades and work for new releases, beyond the agreed upon requirements - are not covered by this agreement.  |
|--------|--------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.5.2. | Routine preventive maintenance, namely the maintenance of the hardware, keeping it working in good order;  |
|--------|--------|-----------------------------------------------------------------------------------------------------------------|

|   | 2.5.3. | Rendering advice and guidance in the use and performance of the Project;  |
|--------|--------|--------------------------------------------------------------------------------|

|   | 2.5.4. | Providing training for professional key personnel of the STATE and certify them to maintain the products of the Project under their responsibility so they will provide the Level 1 support.  |
|--------|--------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.6. | In this Maintenance Agreement, the levels of the support services are defined as follows: |
|--------|------|-------------------------------------------------------------------------------------------|

|   | 2.6.1. | Level 1 - The initial support level responsible for basic System issues. The first job of the specialist is to gather the STATE’s information and to determine the System’s issue by analyzing the symptoms and figuring out the underlying problem. Personnel at this level have a basic to general understanding of the product or service and may not always contain the competency required for solving complex issues. Nevertheless, the goal for this group is to handle 70%-80% of the user problems before finding it necessary to escalate the issue to a higher level. |
|--------|--------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

|   | 2.6.2. | Level 2 - a more in-depth technical support level than L1 containing experienced and more knowledgeable personnel on a particular product or service. Technicians in this realm of knowledge are responsible for assisting L1 personnel to solve basic technical problems and for investigating elevated issues by confirming the validity of the problem and seeking for known solutions related to these more complex issues. If a problem is new and/or personnel from this group cannot determine a solution, they are responsible for escalating this issue to the L3 technical support group. In addition, many companies may specify that certain troubleshooting solutions be performed by this group to help ensure the intricacies of a challenging issue are solved by providing experienced and knowledgeable technicians. This may include, but is not limited to onsite installations or replacements of various hardware components, software repair, diagnostic testing, and the utilization of remote control tools used to take over the user’s machine for the sole purpose of troubleshooting and finding a solution to the problem. |
|--------|--------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.6.3. | Level 3 - These individuals are experts in their fields and are responsible for not only assisting both L1 and L2 personnel, but with the research and development of solutions to new or unknown issues. L3 experts have the same responsibility as L2 technicians in reviewing the work order and assessing the time already spent with the STATE so that the work is prioritized and time management is sufficiently utilized. If it is at all possible, the technician will work to solve the problem with the STATE as it may become apparent that the L1 and/or L2 technicians simply failed to discover the proper solution. Upon encountering new problems; however, L3 expert must first determine whether or not to solve the problem and may require the STATE’s contact information so that the technician can have adequate time to troubleshoot the issue and find a solution. In some instances, an issue may be so problematic to the point where the product cannot be salvaged and must be replaced. |
|--------|--------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.6.4. | Level 4 - Rrepresents an escalation point beyond the organization to the CONTRACTOR. In some extreme problems are also sent to the original developers for in-depth analysis. If it is determined that a problem can be solved, this group is responsible for designing and developing one or more courses of action, evaluating each of these courses in a test case environment, and implementing the best solution to the problem. Once the solution is verified, it is delivered to the STATE and made available for future troubleshooting and analysis. |
|--------|--------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2.7. | The Maintenance and Support Services hall be given as set force in the following table; |
|--------|------|-----------------------------------------------------------------------------------------|

| Support Level | Location / Responsibility                                                                                        | Response Time                                                                                     | Day time                |
|---------------|------------------------------------------------------------------------------------------------------------------|---------------------------------------------------------------------------------------------------|-------------------------|
| Level 1 (L1)  | STATE operators at all operational sites                                                                         | Immediate conditional on technician availability and severity                                     | During Operation hours  |
| Level 2 (L2)  | STATE technicians at all operational sites                                                                       | Immediate conditional on technician availability and severity  else 8 hours             | During Operation hours  |
| Level 3(L3)   | CONTRACTOR experts at Main (and/or  Disaster Recovery Centers when option of this feature is acquired) | 8 hoursProvided between Monday through Friday, excluding Saturdays, Sundays and national holidays | 24 x 5 days             |
| Level 4 (L4)  | CONTRACTOR R&D at corporate site                                                                             | Provided between Monday through Friday, excluding Saturdays, Sundays and national holidays        | Normal operations hours |

----

| 3. | Remedial Support  |
|----|------------------------|

|   | 3.1. | For Level 3 - the services set forth above shall be provided between Monday through Friday, excluding Saturdays, Sundays and national holidays (the "Support Hours").  |
|--------|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3.2. | For Level 3 - Upon receipt of a written report from the STATE (by email) of any malfunction of the System within the Support Hours, the CONTRACTOR’s call center shall reply to the STATE with a confirmation of acceptance. The CONTRACTOR shall provide the STATE with basic technical support feedback by telephone ("Callback Support"). This session and others must be ended automatically and then escalated automatically to the second level. It is customary that whenever a problem is escalated a higher management level is updated.  |
|--------|------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3.3. | In the event Callback Support is not sufficient and the resolution of the reported defect or malfunction requires further means, the CONTRACTOR call center shall coordinate to dispatch the CONTRACTOR’s Contractor’s personnel to the STATE's site.  |
|--------|------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3.4. | Where the CONTRACTOR or CONTRACTOR’s Contractor is not able to resolve and remedy the reported defect or malfunction or successfully implement a temporary correction or bypass within the Repair Time, the CONTRACTOR shall, without delay, engage the services of its headquarter expert engineers to resolve the defect or malfunction and/or effect a temporary correction or bypass.  |
|--------|------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3.5. | The CONTRACTOR will be not responsible for any costs or losses resulting from a delay related to the repair time. |
|--------|------|-------------------------------------------------------------------------------------------------------------------|

| 4. | The STATE's Responsibilities  |
|----|------------------------------------|

|   | 4.1. | The STATE shall ensure that proper environmental conditions (to be specified during the design phase) are provided for the Project Duration and shall be maintained in good condition.  |
|--------|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 4.2. | The STATE shall provide the CONTRACTOR and its representative’s reasonable access to any of the STATE's sites, at which the Project or any of its items are located, and to the STATE's data and any other relevant information to enable the CONTRACTOR to render the Services.  |
|--------|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 4.3. | The STATE shall not make any modifications to the products of the Project without the CONTRACTOR's prior written consent and shall not attempt to adjust, repair or maintain the Project nor request, permit or authorize any person other than the CONTRACTOR or persons approved by the CONTRACTOR to carry out adjustments, repair or maintenance to the Project. If such action will be identified then the CONTRACTOR’s warranty and services will not cover that item/s the CONTRACTOR shall not be responsible to any consequence and it will be repaired on time and material base. For avoidance of doubt; warranty is void if the software was changed from its original form.  |
|--------|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 4.4. | The STATE shall promptly notify the CONTRACTOR, in a written report, if the Project or any of the items or parts thereof requires service or are not operating correctly.  |
|--------|------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 4.5. | The STATE shall periodically perform, maintain and test backup for all data and other information contained in or related to the Project, and the CONTRACTOR shall not be responsible for any loss of such data or any part thereof.  |
|--------|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 4.6. | The STATE shall operate the Project in a prudent manner in accordance with instructions or the advice of the CONTRACTOR. |
|--------|------|--------------------------------------------------------------------------------------------------------------------------|

----

|   | 4.7. | The STATE certified technical team shall be responsible to carry out Level 1 support activities, as described hereinabove.  |
|--------|------|----------------------------------------------------------------------------------------------------------------------------------|

|   | 4.8. | The STATE certified technical team shall be responsible to carry out service and maintenance tasks as defined by the CONTRACTOR on timely bases.  |
|--------|------|--------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 4.9. | It is agreed that during the duration of the Project, the STATE will provide qualified system administrators, qualified database administrators and IT technicians in quantities and qualifications as specified in Appendix B – SOW attached to the Agreement. Those personnel will support the supplied system and should work per the CONTRACTOR instructions. |
|--------|------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

| Appendix I: Liability, Indemnification, Insurance |
|---------------------------------------------------|

|   | 1. | In no event shall either party be liable to the other party for loss of data, loss of profits, loss of contracts or for indirect, incidental, special or consequential damages. This limitation and exclusion of liability shall apply regardless of whether the liability claim is based on breach of contract, breach of warranty, negligence, strict liability, tort, by way of indemnity or other legal theory, and shall also apply for the benefit of employees, agents and subcontractors of either party. |
|--------|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2. | The parties agree that the warranties expressly given in the Agreement are in lieu of and exclude all other terms, representations, conditions or warranties, express or implied by statute, law or otherwise as to the quality, merchantability or fitness for any particular purpose of the System subject matter of the Agreement (the “System”). |
|--------|----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 3. | Other than the specific warranties provided herein, any statement, condition or warranty, express or implied, statutory or otherwise, as to the quality, merchantability, or suitability or fitness for any particular purpose of the System is hereby disclaimed, and the CONTRACTOR shall not be liable to the STATE or to any other persons for loss or damage (whether direct or consequential) arising directly or indirectly in connection with the use or performance of the System or any modification, variation or enhancement thereof, and any Documentation or training relating thereto. |
|--------|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 4. | The total liability of the CONTRACTOR for any one claim by the STATE will be limited to the price paid for the System, actually received by the CONTRACTOR in connection with the sale of the System to the STATE. |
|--------|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 5. | The STATE shall indemnify and hold the CONTRACTOR harmless against all claims, damages and liabilities asserted by any person or entity resulting directly or indirectly from any breach or negligence by the STATE, or by any of its employees or agents, of the Agreement or of any warranty or representation of the STATE contained herein or made in connection herewith. Such exposure to risk shall include payment of reasonable attorneys’ fees and other costs incurred by the CONTRACTOR in defending such claims. |
|--------|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 6. | The STATE shall purchase and maintain, at its own expense, insurance cover for all conventional risks on the System’s equipment, hardware and software, the Deliverables, tangibles, intangibles, and other property, and keep each part thereof insured for its full replacement value which also includes cost of dismantling, erection, customs and import duties, sales and other taxes, if any. The STATE shall also maintain adequate insurance cover for all risks of death of or injury to persons arising of the implementation of the Agreement. It is hereby clarified that the level of insurance shall be determined at the STATE’s own discretion, provided however that the STATE shall bear the full and sole responsibility for any damages arising out of any lack of insurance. |
|--------|----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|      |   |           |
|-----------|--------|----------------|
| THE STATE |   | THE CONTRACTOR |

----

| Whereas | OTI has developed and is the sole owner of certain proprietary technology relating in particular to contactless smart cards, contacless smart card based products and cotnactless smart card readers; and |
|---------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| Whereas | both parties wish to exchange certain confidential information for the purpose of establishing a business relationship between the parties ("the purpose"); |
|---------|-------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 1. | In this Agreement: |
|----|--------------------|

| 1.1 | the term “Discloser” means a party to this Agreement disclosing Confidential Information to the other party. |
|-----|--------------------------------------------------------------------------------------------------------------------------|

| 1.2 | The term “Recipient” means a party to this Agreement receiving Confidential Information from the other party. |
|-----|---------------------------------------------------------------------------------------------------------------------------|

| 1.3 | The term “OTI’s Technology” means certain proprietary technology relating in particular to contactless smart cards and readers of which OTI is the sole owner includes all derivatives, improvements and enhancements of such technology. |
|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 1.4 | the term “Confidential Information” means any and all information, including information disclosed orally, relating to the Discloser’s proprietary technology or business made available by the Discloser to the Recipient including, without limitation, information, data, know-how, formulas, concepts, tests, drawings, specifications, applications, designs and trade secrets, past, current and planned development or experimental work, information and data relating to the Discloser’s products, design methodology, engineering and manufacturing processes and related equipment, suppliers, sales, customers, customers lists, current and anticipated customers requirements, market studies, business operations and plans, financial situations, financial statements, financial projections and budgets, historical and projected sales, capital spending budgets and plans, members, employees, training techniques, systems and business structures, and investors and any notes, memoranda, studies, summaries, analyses, compilations or any other writings relating thereto prepared by the Discloser or the Recipient or on such party’s behalf, provided that such information is in writing or other tangible form and is clearly marked as “proprietary” or “confidential” when disclosed to the Recipient; or if such information is not in tangible form, that (i) such information is identified as “proprietary” or “confidential” when disclosed and summarized in a written document which is marked “proprietary” or “confidential” and is delivered to the Recipient within 30 (thirty) days after date of disclosure; or (ii) is deemed “proprietary” or “confidential” if such information is known or reasonably should be known by the Recipient to be “confidential” or “proprietary”. Without derogating from the generality of the above, Confidential Information shall include all information, data and know-how relating to OTI’s Technology or information of third parties as to which OTI has an obligation of confidentiality. |
|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

| 2. | Recipient undertakes to maintain as fully confidential: |
|----|---------------------------------------------------------|

| 2.1 | all the Discloser’s Confidential Information and not to disclose, divulge or use same, directly or indirectly, save exclusively for the purposes for which it was disclosed to the Recipient. |
|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 2.2 | the existence of this Agreement, or any details relating to the Discloser, its business or its Confidential Information, or the fact that negotiations or discussions between the parties have taken or are taking place, or the terms and conditions on which any possible arrangements or agreements between the parties may take or might have taken place, unless otherwise agreed in writing between the parties. |
|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 3. | The restrictions of use and disclosure set forth in this agreement shall not apply to any Confidential Information which Recipient can demonstrate based on reliable evidence: |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 3.1 | was already known to the Recipient at the time such information was received from the Discloser; |
|-----|--------------------------------------------------------------------------------------------------|

| 3.2 | after it is disclosed, became available to the general public, through no breach of a confidentiality undertaking towards the Discloser; |
|-----|------------------------------------------------------------------------------------------------------------------------------------------|

| 3.3 | after it is disclosed, is at any time lawfully obtained by the Recipient from any other person, firm or company having no obligation not to disclose it. |
|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------|

| 3.4 | is independently developed by the Recipient without the benefit of, or reference to, the Discloser’s Confidential Information |
|-----|-------------------------------------------------------------------------------------------------------------------------------------|

----

| 3.5 | is required to be disclosed by the Recipient by applicable law, regulation or court order; provided that the Recipient shall first give ten (10) days prior written notice (unless violating a judicial order or law) to the Discloser of the requirement for such disclosure and co-operate through all reasonable and legal means, at the Discloser’s expense, in any attempts by the Discloser to prevent or otherwise restrict disclosure of such Confidential Information. The Recipient shall limit disclosure to the minimum required. |
|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 4. | In order to secure the confidentiality of the Confidential Information the Recipient shall: |
|----|---------------------------------------------------------------------------------------------|

| 4.1 | safeguard the Confidential Information of the Discloser with at least the same degree of care as it uses for its own Confidential Information, and in any event no less than a reasonable degree of care for the relevant type of Confidential Information and without derogating from the generality of the above, shall keep the Confidential Information in a safe and separate place . |
|-----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 4.2 | limit access to the Confidential Information only to those of the Recipient’s affiliates and employees to whom disclosure is necessary for the purposes hereof provided that all such affiliates and employees which may have access to the Confidential Information are under a confidentiality undertaking towards the Recipient  , to maintain the Confidential Information as fully confidential and not to disclose, divulge or use same, directly or indirectly, but for the purposes of carrying out their duties towards the Recipient. . For avoidance of doubt, the Recipient will assume responsibility for any breach of the terms of this Agreement by any person, including without limitations   Recipient’s affiliates and employees. |
|-----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 5. | At the Discloser’s request, Recipient shall forthwith return to the Discloser all Confidential Information in written and tangible form which is in Recipient’s or Recipient’s employees’ possession or under their control and not retain any copies of it. |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 6. | The disclosure of Confidential Information or its use hereunder shall not be construed in any way as granting either party any right or license with respect to the Confidential Information (or, in particular, OTI’s Technology) other than the right to use Confidential Information strictly for the Purpose. |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 7. | Each party hereto reserves all rights in any inventions, ideas, patents, copyrights, designs, and any other intellectual property invented or devised by it in relation to Confidential Information of such party. |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 8. | This Agreement shall be valid for a period of five (5) years after the later of the termination of discussions or the business relationship between the parties. A Discloser shall be entitled, in the event of a breach or non compliance by the Recipient with the provisions of Sections 2, 3 or 4 above, to terminate this Agreement with immediate effect, by means of a written notice sent by registered mail to the address stated above or facsimile with notice of proper receipt. Such termination shall be without prejudice to the Discloser’s right to demand from the Recipient indemnification for any damages, including loss of income, incurred to the Discloser due to such breach or non compliance. Any termination of this Agreement shall not derogate from the Recipient’s obligations in terms of Section 2 or 4 above. |
|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

| 9. | It is agreed that the unauthorized disclosure or use of any Confidential Information, which is a valuable and unique asset to the Discloser, will cause immediate or irreparable injury to the Discloser, and that the Discloser can not be adequately compensated for such injury in monetary damages. Each party therefore acknowledges and agrees that, in such event, the Discloser shall be entitled to any temporary or permanent injunctive relief necessary to prevent such unauthorized disclosure or use, or threat of unauthorized disclosure or use. |
|----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 10. | No party shall be entitled to assign its rights and undertakings hereunder without the other party’s prior written approval. |
|-----|------------------------------------------------------------------------------------------------------------------------------------|

| 11. | If any condition, term or covenant of this Agreement shall at any time be held to be void, invalid or unenforceable, such condition, covenant or term shall be construed as severable and such holding shall attach only to such condition, covenant or term and shall not in any way affect or render void, invalid or unenforceable any other condition, covenant or term of this Agreement, and this Agreement shall be carried out as if such void, invalid or unenforceable term were not embodied herein. |
|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 12. | This Agreement shall be governed by the laws of the State of N.Y. State, and the competent courts in the City of N.Y,, shall have exclusive jurisdiction in all matters pertaining or relating thereto. |
|-----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| On Track Innovations Ltd.                                                                          OTI Panama S.A. by:______________                                                                           title: _____________    |   |  The State by: ___________________ title: __________________ |   |
|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|-----------------------------------------------------------------------------|--------|

----

| GUARANTEE No.: | _________________ |
|----------------|-------------------|

| CONTRACTOR: | OTI PANAMA S.A. |
|-------------|-----------------|

| MAXIMUM LIMIT OF LIABILITY: | B/. 699,780 |
|-----------------------------|-------------|

|   | GENERAL CONTROLERSHIP OF THE REPUBLIC |
|--------|---------------------------------------|

| TO GUARANTEE THE |   |
|------------------|--------|

| EXECUTION OF THE |   |
|------------------|--------|

| OBJECT OF THE CONTRACT: | For the provision, integration and maintenance services of a Solution for the Issuance of Electronic Biometric Visas and a Electronic Control Border System for the Republic of Panama under the module  of a “Turn-Key” Project, hereinafter referred to as the “CONTRACT” |
|-------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| VALIDITY: | XXX days from the date specified in the following cases: Order to Proceed, endorsement, or fulfilled the conditions stated in the contract. |
|-----------|---------------------------------------------------------------------------------------------------------------------------------------------|

----

----

| GUARANTEE No.: | _________________ |
|----------------|-------------------|

| CONTRACTOR: | OTI PANAMA S.A. |
|-------------|-----------------|

| MAXIMUM LIMIT OF LIABILITY: | B/. 699,780 |
|-----------------------------|-------------|

| CONTRACTING STATE ENTITY: | THE MINISTRY OF PUBLIC SECURITY OF PANAMA /GENERAL CONTROLERSHIP OF THE REPUBLIC |
|---------------------------|----------------------------------------------------------------------------------|

| TO GUARANTEE THE |   |
|------------------|--------|

| EXECUTION OF THE |   |
|------------------|--------|

| OBJECT OF THE CONTRACT: | For the provision, integration and maintenance services of a Solution for the Issuance of Electronic Biometric Visas and a Electronic Control Border System for the Republic of Panama under the module  of a “Turn-Key” Project, hereinafter referred to as the “CONTRACT” |
|-------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| VALIDITY:  | XXX days from the date specified in the following cases: Order to Proceed, endorsement, or fulfilled the conditions stated in the contract. |
|-----------------|---------------------------------------------------------------------------------------------------------------------------------------------|

----

| GUARANTEE No.: | _________________ |
|----------------|-------------------|

| MAIN CONTRACT: | Provision, Integration and Maintenance Services of a Solution for the Issuance of Electronic Biometric Visas and a Electronic Control Border System for the Republic of Panama under the module  of a “Turn-Key” Project, hereinafter referred to as the “MAIN CONTRACT” |
|----------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| CONTRACTOR: | OTI PANAMA S.A. |
|-------------|-----------------|

| DOWN PAYMENT AMOUNT: | B/. 3,500,000, which corresponds to the maximum advance payment amount. |
|----------------------|-------------------------------------------------------------------------|

| TO ENSURE: | The refund of the amount of B /. 3,500,000 paid as an advance payment to the CONTRACTOR under the MAIN CONTRACT, indicated above. |
|------------|-----------------------------------------------------------------------------------------------------------------------------------|

----

----

| ANNEX L – Addendum No.1 |
|-------------------------------|

| 1. | That on 20 June, 2011, the STATE and the CONTRACTOR signed the Project Agreement No. DA15, whose object requires establishing the terms and conditions under which licenses the use of the CONTRACTOR’s software and it’s intellectual property and the delivery in escrow of the source codes of the customized programs developed by the CONTRACTOR termed as “MAGNA Electronic Biometric Visa and Electronic Control Border Systems” provided to the STATE (hereafter referred to as the “SOFTWARE”), as part of the obligations of the Project Agreement, conditions and terms included in this Addendum No. 1. |
|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 2. | That this use of the licensing of the Software is granted to the STATE, which in its capacity as licensee will use the Software application managed by the STATE in a centralized Data Based System, allowing the exchange of information between the Central Data Base and the Front-End Terminals at Airports, Ports and/or Embassies all comprising the System, in perpetuity, while using that System. Notwithstanding the foregoing, the holder of licenses on behalf of the STATE, it will be the Ministry of Public Security, or any other entity which will eventually be designated by the Government of the Republic of Panama as responsible for the operation of the system. |
|----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 3. | Using the Software License and the rights to use the CONTRACTOR’s Intellectual Property and the delivery in escrow of the source codes of the customized programs developed or coded by the CONTRACTOR for software components in the System, are provided as part of the price agreed in the Project Agreement, so the STATE is not required to pay additional royalty or in respect of such rights. |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

| 4. | The CONTRACTOR guarantees that the rights granted in this Agreement include the necessary authorizations from the CONTRACTOR and all of its affiliates, freeing the STATE of any claims that may arise due to the exercise of those rights and assuming the damages that might result in regard of such rights, provided the STATE will use such rights as provided in the License subject of this Agreement and subject to the STATE compliance and fulfillment of all its obligations under it. |
|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 5. | The CONTRACTOR declare to be the sole owner of the Software, whose Intellectual Property rights are duly registered and therefore retains all such rights and in particular the right of marketing and/or license to others, part or all of the Software, excluding those rights on the customize programs developed or coded for Software components in the System, which shall be transferred to the STATE in accordance and subject to the Project Agreement. |
|----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 6. | That the CONTRACTOR expressly reserves the intellectual property on the Software (base), its source programs, as well as the Intellectual Property on its trademarks and Commercial and Industrial Property and the intermediate steps that led to its production, excluding only to customized programs developed or coded for Software components for the System provided to the STATE under the Project Agreement, intellectual property which shall be transferred to the STATE on behalf of the Panamanian State, according the terms and conditions of the Project Agreement. |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| a) | The CONTRACTOR will deposit the Source Code in the Trustees hands immediately after receiving from the STATE all payments according to the Project Agreement. |
|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

| b) | In any case of termination of the Project Agreement, the Source Code will be returned immediately to and only to the CONTRACTOR’s hands. |
|----|------------------------------------------------------------------------------------------------------------------------------------------------|

| c) | The CONTRACTOR shall update from time to time the Escrow Deposit with all modifications and changes to the customized Software and, if needed, shall deposit a renewed copy of such source code annually. Source code deposited shall include comments, and all customized Software utilities and other materials necessary for use of such code. |
|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| d) | Source code shall be released from escrow to the STATE only upon the occurrence of one of the following events: |
|----|-----------------------------------------------------------------------------------------------------------------|

|   | 1. | A bankruptcy filing by CONTRACTOR or other proceedings under any bankruptcy or insolvency law, or any dissolution or liquidation proceedings commenced by or against the CONTRACTOR, that are not dismissed after ninety  (90) days; |
|--------|----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   | 2. | CONTRACTOR applies or consents to the appointment of a trustee or a Receiver or makes a general assignment for the benefit of creditors and the STATE failed to receive from such trustee or Receiver or assignee, support and maintenance services for the customized Software. |
|--------|----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| e) | Upon release from escrow (following the fulfillment of the terms and conditions of the escrow agreement signed between the parties), the STATE shall have the right to use, copy, and modify the source code in order to support and expand the customized Software, subject to all license restrictions. |
|----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| f) | The STATE shall have the right (exercisable not more than once per year) to receive a written approval from the Trustee regarding the CONTRACTOR's compliance with its deposit obligations. |
|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| g) | Subject to the terms and conditions stipulated hereto, the ownership and use of the source code of the customized Software and related intellectual property to it will be of the STATE, subject to its exclusive use, so the CONTRACTOR shall not be entitled to sell the source code of customized Software to any third party. |
|----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

----

----