{"id":262933,"date":"2019-02-06T22:50:42","date_gmt":"2019-02-07T03:50:42","guid":{"rendered":"https:\/\/www.nasa.gov\/?migration=converted-node-439251"},"modified":"2023-07-26T15:08:45","modified_gmt":"2023-07-26T19:08:45","slug":"3-0-nasa-program-project-life-cycle","status":"publish","type":"reference","link":"https:\/\/www.nasa.gov\/reference\/3-0-nasa-program-project-life-cycle\/","title":{"rendered":"SEH 3.0 NASA Program\/Project Life Cycle"},"content":{"rendered":"<div id=\"\" class=\" hds-module hds-module-full wp-block-nasa-blocks-secondary-navigation\"><div class=\"hds-secondary-navigation-wrapper z-top width-100 padding-0\"><div id=\"\" class=\"hds-secondary-navigation width-full border-bottom-1px text-center hds-color-mode-dark hds-module hds-module-full wp-block-nasa-blocks-hdsnav\"><button type=\"button\" class=\"hds-secondary-nav-mobile-button display-flex tablet:display-flex desktop:display-none width-full flex-align-center bg-carbon-90 border-color-carbon-80 color-spacesuit-white\" aria-expanded=\"false\" aria-controls=\"hds-secondary-nav-track\"><span>Systems Engineering Handbook<\/span><svg width=\"16\" height=\"16\" alt=\"\" enable-background=\"new 0 0 400 400\" viewBox=\"0 0 400 400\" xmlns=\"http:\/\/www.w3.org\/2000\/svg\"><path d=\"m4.2 122.2 195.1 195.1 196.5-196.6-37.9-38-157.8 157.8-156.8-156.8z\" \/><\/svg><\/button><div class=\"hds-secondary-nav-track grid-container grid-container-extrawide padding-0 tablet:padding-x-3 desktop:padding-x-2 \"><div class=\"hds-secondary-navigation-menu-items\"><nav><ul class=\"usa-nav__primary usa-accordion flex-justify-center margin-0\"><li class=\"usa-nav__primary-item \"><a class=\"usa-nav__link\" href=\"https:\/\/www.nasa.gov\/reference\/systems-engineering-handbook\/\">Home<\/a><\/li><li class=\"usa-nav__primary-item \"><a class=\"usa-nav__link\" href=\"https:\/\/www.nasa.gov\/reference\/1-0-introduction\/\">1.0 Introduction<\/a><\/li><li class=\"usa-nav__primary-item \"><a class=\"usa-nav__link\" href=\"https:\/\/www.nasa.gov\/reference\/2-0-fundamentals-of-systems-engineering\/\">2.0 Fundamentals of Systems...<\/a><\/li><li class=\"usa-nav__primary-item\"><button type=\"button\" class=\"usa-accordion__button usa-nav__link\" aria-expanded=\"false\" aria-controls=\"basic-nav-section-one\"><span>More<\/span><svg class=\"hds-desktop-submenu-toggle-icon display-none tablet:display-none desktop:display-block\" width=\"16\" height=\"16\" alt=\"\" enable-background=\"new 0 0 400 400\" viewBox=\"0 0 400 400\" xmlns=\"http:\/\/www.w3.org\/2000\/svg\"><path d=\"m4.2 122.2 195.1 195.1 196.5-196.6-37.9-38-157.8 157.8-156.8-156.8z\" \/><\/svg><svg class=\"hds-mobile-submenu-toggle-icon display-block tablet:display-block desktop:display-none\" width=\"16\" height=\"16\" viewBox=\"0 0 16 16\" fill=\"none\" xmlns=\"http:\/\/www.w3.org\/2000\/svg\"><circle cx=\"8\" cy=\"8\" r=\"7.5\" fill=\"#0B3D91\" stroke=\"white\"\/><rect x=\"4\" y=\"7.6001\" width=\"8\" height=\"0.8\" fill=\"white\"\/><rect class=\"hds-mobile-submenu-toggle-icon-line-vertical\" x=\"7.59998\" y=\"12\" width=\"8\" height=\"0.8\" transform=\"rotate(-90 7.59998 12)\" fill=\"white\"\/><\/svg><\/button><ul id=\"basic-nav-section-one\" class=\"usa-nav__submenu\" hidden><li class=\"usa-nav__submenu-item usa-current\"><a class=\"usa-nav__link\" target=\"_self\" href=\"https:\/\/www.nasa.gov\/reference\/3-0-nasa-program-project-life-cycle\/\">3.0 NASA Program\/Project Life...<\/a><\/li><li class=\"usa-nav__submenu-item \"><a class=\"usa-nav__link\" target=\"_self\" href=\"https:\/\/www.nasa.gov\/reference\/4-0-system-design-processes\/\">4.0 System Design Processes<\/a><\/li><li class=\"usa-nav__submenu-item \"><a class=\"usa-nav__link\" target=\"_self\" href=\"https:\/\/www.nasa.gov\/reference\/5-0-product-realization\/\">5.0 Product Realization<\/a><\/li><li class=\"usa-nav__submenu-item \"><a class=\"usa-nav__link\" target=\"_self\" href=\"https:\/\/www.nasa.gov\/reference\/6-0-crosscutting-technical-management\/\">6.0 Crosscutting Technical Management<\/a><\/li><li class=\"usa-nav__submenu-item \"><a class=\"usa-nav__link\" target=\"_self\" href=\"https:\/\/www.nasa.gov\/reference\/system-engineering-handbook-appendix\/\">Appendix<\/a><\/li><li class=\"usa-nav__submenu-item \"><a class=\"usa-nav__link\" target=\"_self\" href=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2018\/09\/nasa_systems_engineering_handbook_0.pdf?emrc=4096b9\">PDF Version 508 Compliant<\/a><\/li><\/ul><\/ul><\/nav><\/div><\/div><\/div><\/div><\/div>\n\n<div id=\"\" class=\"hds-encyclopedia-intro-banner bg-carbon-05 width-full maxw-full hds-module hds-module-full wp-block-nasa-blocks-encyclopedia-intro-banner\">\t<div class=\"padding-y-0 padding-x-3 desktop:padding-y-0 desktop:padding-x-5\">\n\t\t<div class=\"grid-row flex-align-center\">\n\t\t\t<div class=\"desktop:grid-col-2\"><\/div>\n\t\t\t<div class=\"desktop:grid-col-5 padding-y-4\">\n\t\t\t\t<h1 class=\"display-48 font-weight-extrabold margin-bottom-1\">\n\t\t\t\t\tSEH 3.0 NASA Program\/Project Life Cycle\t\t\t\t<\/h1>\n\t\t\t\t\t\t\t\t<div class=\"display-flex flex-align-center\">\n\t\t\t\t\t<div class=\"display-flex flex-align-center label-inter color-carbon-60 margin-right-2 desktop:margin-right-3\">\n\t\t\t\t\t\t<svg class=\"square-2 margin-right-1\" viewBox=\"0 0 600 600\" aria-hidden=\"true\"><path d=\"M293 .1C131.3 3.5-.5 136.4.1 300.1c-.7 162.7 132 301.1 302.2 299.9 165.8-1.1 299.2-136.6 297.6-303.2C598.3 132.5 462.9-3.5 293 .1zm8.9 570.6C151.5 571.8 30.6 451.1 29.2 302.4c-1.4-149.6 119.7-273.2 270.9-273 144.2-.2 266.7 114.2 270.4 263.7 3.8 153.2-117.9 276.5-268.6 277.6z\"\/><path d=\"M444.1 450.4c-67.3.1-134.5.1-201.8.1-15.9 0-31.8.1-47.7-.1-7-.1-12.6-4.5-14.4-11-1.9-6.6.4-13.4 6.9-16.6 3.8-1.9 8.5-2.7 12.7-2.8 81.6-.2 163.2-.1 244.7 0 3.9 0 5.6-.6 5.5-5.1-.1-96.5-.1-193.1 0-289.6 0-4.4-1.5-5.3-5.5-5.3-15.7.2-31.5.1-47.2.1-6.8 0-6.8 0-6.8 6.6v167.5c0 1.8-.2 3.5-.3 5.3-.5.2-1.1.5-1.6.7-14.6-14.7-29.2-29.4-45.1-45.4l-44.1 44.1V120.7c-1.7-.2-3-.5-4.2-.5-28.5 0-56.9-.4-85.4.1-34.3.6-59.6 26-59.7 60.1-.3 85.1-.1 170.2-.1 255.3 0 8.3 2.2 16 6.7 23 9.2 14.5 22.7 21.3 39.7 21.4 35.3.1 70.6 0 105.9 0 47.5 0 95.1 0 142.6.1 3.6 0 5.1-.8 4.9-4.8-.3-6.3-.4-12.7 0-19.1.5-4.8-1.2-5.9-5.7-5.9z\"\/><\/svg>\n\t\t\t\t\t\t<span>Encyclopedia<\/span>\n\t\t\t\t\t<\/div>\n\t\t\t\t\t<div class=\"label-inter color-carbon-60\">Updated Feb 6, 2019<\/div>\n\t\t\t\t<\/div>\n\t\t\t<\/div>\n\t\t\t<div class=\"desktop:grid-col-5 desktop:padding-left-5 padding-top-3\">\n\t\t\t\t<div class=\"hds-media-wrapper margin-left-auto margin-right-auto\"><figure class=\"hds-media-inner hds-cover-wrapper hds-media-ratio-fit \"><img decoding=\"async\" loading=\"lazy\" alt=\"\" style=\"transform: scale(1); transform-origin: 50% 50%; object-position: 50% 50%; object-fit: cover;\" src=\"\/wp-content\/plugins\/nasa-blocks\/assets\/images\/encyclopedia-intro-banner\/encyclopedia-intro-banner-example-01.jpg\" ><\/figure><\/div>\t\t\t<\/div>\n\t\t<\/div>\n\t<\/div>\n\t<\/div>\n\n\n<p>One of the fundamental concepts used within NASA for the management of major systems is the program\/project life cycle, which categorizes everything that should be done to accomplish a program or project into distinct phases that are separated by Key Decision Points (KDPs). <em>KDPs are the events at which the decision authority determines the readiness of a program\/project to progress to the next phase of the life cycle (or to the next KDP).<\/em> Phase boundaries are defined so that they provide natural points for \u201cgo\u201d or \u201cno-go\u201d decisions. Decisions to proceed may be qualified by liens that should be removed within an agreed-to time period. A program or project that fails to pass a KDP may be allowed to try again later after addressing deficiencies that precluded passing the KDP, or it may be terminated.<\/p>\n\n\n\n<p>All systems start with the recognition of a need or the discovery of an opportunity and proceed through various stages of development to the end of the project. While the most dramatic impacts of the analysis and optimization activities associated with systems engineering are obtained in the early stages, decisions that affect cost continue to be amenable to the systems approach even as the end of the system lifetime approaches.<\/p>\n\n\n\n<p>Decomposing the program\/project life cycle into phases organizes the entire process into more manageable pieces. The program\/project life cycle should provide managers with incremental visibility into the progress being made at points in time that fit with the management and budgetary environments.<\/p>\n\n\n\n<p>For NASA projects, the life cycle is defined in the applicable governing document:<\/p>\n\n\n\n<ul>\n<li>For space flight projects: NPR 7120.5, NASA Space Flight Program and Project Management Requirements<\/li>\n\n\n\n<li>For information technology: NPR 7120.7, NASA Information Technology and Institutional Infrastructure Program and Project Management Requirements<\/li>\n\n\n\n<li>For NASA research and technology: NPR 7120.8, NASA Research and Technology Program and Project Management Requirements<\/li>\n\n\n\n<li>For software: NPR 7150.2 NASA Software Engineering Requirements<\/li>\n<\/ul>\n\n\n\n<p>For example, NPR 7120.5 defines the major NASA life cycle phases as Formulation and Implementation. For space flight systems projects, the NASA life cycle phases of Formulation and Implementation divide into the following seven incremental pieces. The phases of the project life cycle are:<\/p>\n\n\n\n<p><strong>Program Pre-Formulation:<\/strong><\/p>\n\n\n\n<ul>\n<li>Pre-Phase A: Concept Studies<\/li>\n<\/ul>\n\n\n\n<p><strong>Program Formulation<\/strong><\/p>\n\n\n\n<ul>\n<li>Phase A: Concept and Technology Development<\/li>\n\n\n\n<li>Phase B: Preliminary Design and Technology Completion<\/li>\n<\/ul>\n\n\n\n<p><strong>Program Implementation:<\/strong><\/p>\n\n\n\n<ul>\n<li>Phase C: Final Design and Fabrication<\/li>\n\n\n\n<li>Phase D: System Assembly, Integration and Test, Launch<\/li>\n\n\n\n<li>Phase E: Operations and Sustainment<\/li>\n\n\n\n<li>Phase F: Closeout<\/li>\n<\/ul>\n\n\n\n<p><a href=\"#FIg3-0-1\"><strong>Figure 3.0-1<\/strong><\/a> is taken from NPR 7120.5 and provides the life cycle for NASA space flight projects and identifies the KDPs and reviews that characterize the phases. More information concerning life cycles can be found in the NASA Expanded Guidance for SE document at <a href=\"https:\/\/nen.nasa.gov\/web\/se\/doc-repository\" rel=\"noopener\">https:\/\/nen.nasa.gov\/web\/se\/doc-repository <\/a>and in the SP-2014-3705, NASA Space Flight Program and Project Management Handbook.<a><\/a><\/p>\n\n\n<div id=\"\" class=\"hds-media hds-module wp-block-image\"><div class=\"margin-left-auto margin-right-auto nasa-block-align-inline\"><div class=\"hds-media-wrapper margin-left-auto margin-right-auto\"><figure class=\"hds-media-inner hds-cover-wrapper hds-media-ratio-none \"><a href=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_figure_3-0_1_spaceflight_lifecycle.jpg\"><img fetchpriority=\"high\" decoding=\"async\" width=\"1080\" height=\"783\" src=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_figure_3-0_1_spaceflight_lifecycle.jpg?w=1080\" class=\"attachment-2048x2048 size-2048x2048\" alt=\"Spaceflight Lifecycle figure 3.0-1\" style=\"transform: scale(1); transform-origin: 50% 50%; object-position: 50% 50%; object-fit: cover;\" block_context=\"nasa-block\" srcset=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_figure_3-0_1_spaceflight_lifecycle.jpg 1080w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_figure_3-0_1_spaceflight_lifecycle.jpg?resize=300,218 300w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_figure_3-0_1_spaceflight_lifecycle.jpg?resize=768,557 768w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_figure_3-0_1_spaceflight_lifecycle.jpg?resize=1024,742 1024w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_figure_3-0_1_spaceflight_lifecycle.jpg?resize=400,290 400w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_figure_3-0_1_spaceflight_lifecycle.jpg?resize=600,435 600w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_figure_3-0_1_spaceflight_lifecycle.jpg?resize=900,653 900w\" sizes=\"(max-width: 1080px) 100vw, 1080px\" loading=\"eager\" \/><\/a><\/figure><figcaption class=\"hds-caption padding-y-2\"><div class=\"hds-caption-text p-sm margin-0\"><strong>Figure 3.0-1<\/strong>\u00a0NASA Space Flight Project Life Cycle from NPR 7120 5E<\/div><\/figcaption><\/div><\/div><\/div>\n\n\n<p><a href=\"#Table3-0-1\"><strong>Table 3.0-1<\/strong><\/a> is taken from NPR 7123.1 and represents the product maturity for the major SE products developed and matured during the product life cycle.<a><\/a><\/p>\n\n\n<div id=\"\" class=\"hds-media hds-module wp-block-image\"><div class=\"margin-left-auto margin-right-auto nasa-block-align-inline\"><div class=\"hds-media-wrapper margin-left-auto margin-right-auto\"><figure class=\"hds-media-inner hds-cover-wrapper hds-media-ratio-none \"><a href=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_table_3-0_1_product_maturity.jpg\"><img loading=\"lazy\" decoding=\"async\" width=\"1080\" height=\"1100\" src=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_table_3-0_1_product_maturity.jpg?w=1080\" class=\"attachment-2048x2048 size-2048x2048\" alt=\"SE Product Maturity table 3.0-1\" style=\"transform: scale(1); transform-origin: 50% 50%; object-position: 50% 50%; object-fit: cover;\" block_context=\"nasa-block\" srcset=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_table_3-0_1_product_maturity.jpg 1080w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_table_3-0_1_product_maturity.jpg?resize=295,300 295w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_table_3-0_1_product_maturity.jpg?resize=768,782 768w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_table_3-0_1_product_maturity.jpg?resize=1005,1024 1005w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_table_3-0_1_product_maturity.jpg?resize=50,50 50w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_table_3-0_1_product_maturity.jpg?resize=393,400 393w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_table_3-0_1_product_maturity.jpg?resize=589,600 589w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_table_3-0_1_product_maturity.jpg?resize=884,900 884w\" sizes=\"(max-width: 1080px) 100vw, 1080px\" \/><\/a><\/figure><figcaption class=\"hds-caption padding-y-2\"><div class=\"hds-caption-text p-sm margin-0\"><strong>Table 3.0-1<\/strong>\u00a0SE Product Maturity from NPR 7123.1<\/div><\/figcaption><\/div><\/div><\/div>\n\n\n<h1 class=\"wp-block-heading\">3.1  Program Formulation<\/h1>\n\n\n\n<p>The program Formulation Phase establishes a cost-effective program that is demonstrably capable of meeting Agency and mission directorate goals and objectives. The program Formulation Authorization Document (FAD) authorizes a Program Manager (PM) to initiate the planning of a new program and to perform the analyses required to formulate a sound program plan. The lead systems engineer provides the technical planning and concept development or this phase of the program life cycle. Planning includes identifying the major technical reviews that are needed and associated entrance and exit criteria. Major reviews leading to approval at KDP I are the SRR, SDR, PDR, and governing Program Management Council (PMC) review. A summary of the required gate products for the program Formulation Phase can be found in the governing NASA directive (e.g., NPR 7120.5 for space flight programs, NPR 7120.7 for IT projects, NPR 7120.8 for research and technology projects). Formulation for all program types is the same, involving one or more program reviews followed by KDP I where a decision is made approving a program to begin implementation.<\/p>\n\n\n\n<p><strong>Space Flight Program Formulation<\/strong><\/p>\n\n\n\n<p><strong>Purpose<\/strong><\/p>\n\n\n\n<ul>\n<li>To establish a cost-effective program that is demonstrably capable of meeting Agency and mission directorate goals and objectives<\/li>\n<\/ul>\n\n\n\n<p><strong>Typical Activities and Their Products for Space Flight Programs<\/strong><\/p>\n\n\n\n<ul>\n<li>Identify program stakeholders and users<\/li>\n\n\n\n<li>Develop program requirements based on user expectations and allocate them to initial projects<\/li>\n\n\n\n<li>Identify NASA risk classification<\/li>\n\n\n\n<li>Define and approve program acquisition strategies<\/li>\n\n\n\n<li>Develop interfaces to other programs<\/li>\n\n\n\n<li>Start developing technologies that cut across multiple projects within the program<\/li>\n\n\n\n<li>Derive initial cost estimates and approve a program budget based on the project\u2019s life cycle costs<\/li>\n\n\n\n<li>Perform required program Formulation technical activities defined in NPR 7120.5<\/li>\n\n\n\n<li>Satisfy program Formulation reviews\u2019 entrance\/success criteria detailed in NPR 7123.1<\/li>\n\n\n\n<li>Develop a clear vision of the program\u2019s benefits and usage in the operational era and document it in a ConOps<\/li>\n<\/ul>\n\n\n\n<p><strong>Reviews<\/strong><\/p>\n\n\n\n<ul>\n<li>MCR (pre-Formulation)<\/li>\n\n\n\n<li>SRR<\/li>\n\n\n\n<li>SDR<\/li>\n<\/ul>\n\n\n\n<h1 class=\"wp-block-heading\">3.2  Program Implementation<\/h1>\n\n\n\n<p>During the program Implementation phase, the PM works with the Mission Directorate Associate Administrator (MDAA) and the constituent project managers to execute the program plan cost-effectively. Program reviews ensure that the program continues to contribute to Agency and mission directorate goals and objectives within funding constraints. A summary of the required gate products for the program Implementation Phase can be found in the governing NASA directive; e.g., NPR 7120.5 for space flight programs. The program life cycle has two different implementation paths, depending on program type. Each implementation path has different types of major reviews. It is important for the systems engineer to know what type of program a project falls under so that the appropriate scope of the technical work, documentation requirements, and set of reviews can be determined.<\/p>\n\n\n\n<p><strong>Space Flight Program Implementation<\/strong><\/p>\n\n\n\n<p><strong>Purpose<\/strong><br>\nTo execute the program and constituent projects and ensure that the program continues to contribute to Agency goals and objectives within funding constraints<\/p>\n\n\n\n<p><strong>Typical Activities and Their Products<\/strong><\/p>\n\n\n\n<ul>\n<li>Initiate projects through direct assignment or competitive process (e.g., Request for Proposal [RFP], Announcement of Opportunity [AO])<\/li>\n\n\n\n<li>Monitor project\u2019s formulation, approval, implementation, integration, operation, and ultimate decommissioning<\/li>\n\n\n\n<li>Adjust program as resources and requirements change<\/li>\n\n\n\n<li>Perform required program Implementation technical activities from NPR 7120.5<\/li>\n\n\n\n<li>Satisfy program Implementation reviews\u2019 entrance\/success criteria from NPR 7123.1<\/li>\n<\/ul>\n\n\n\n<p><strong>Reviews<\/strong><\/p>\n\n\n\n<ul>\n<li>PSR\/PIR (uncoupled and loosely coupled programs only)<\/li>\n\n\n\n<li>Reviews synonymous (not duplicative) with the project reviews in the project life cycle (see figure 3.0-4) through Phase D (single-project and tightly coupled programs only)<\/li>\n<\/ul>\n\n\n\n<h1 class=\"wp-block-heading\">3.3  Project Pre-Phase A: Concept Studies<\/h1>\n\n\n\n<p>The purpose of Pre-Phase A is to produce a broad spectrum of ideas and alternatives for missions from which new programs\/projects can be selected. During Pre-Phase A, a study or proposal team analyses a broad range of mission concepts that can fall within technical, cost, and schedule constraints and that contribute to program and Mission Directorate goals and objectives. Pre-Phase A effort could include focused examinations on high-risk or high technology development areas. These advanced studies, along with interactions with customers and other potential stakeholders, help the team to identify promising mission concept(s). The key stakeholders (including the customer) are determined and expectations for the project are gathered from them. If feasible concepts can be found, one or more may be selected to go into Phase A for further development. Typically, the system engineers are heavily involved in the development and assessment of the concept options. In projects governed by NPR 7120.5, the descope options define what the system can accomplish if the resources are not available to accomplish the entire mission. This could be in the form of fewer instruments, a less ambitious mission profile, accomplishing only a few goals, or using cheaper, less capable technology. Descope options can also reflect what the mission can accomplish in case a hardware failure results in the loss of a portion of the spacecraft architecture; for example, what an orbiter can accomplish after the loss of a lander. The success criteria are reduced to correspond with a descoped mission.<\/p>\n\n\n\n<p>Descope options are developed when the NGOs or other stakeholder expectation documentation is developed. The project team develops a preliminary set of mission descope options as a gate product for the MCR, but these preliminary descope options are not baselined or maintained. They are kept in the documentation archive in case they are needed later in the life cycle.<\/p>\n\n\n\n<p>It is important in Pre-Phase A to define an accurate group of stakeholders and users to help ensure that mission goals and operations concepts meet the needs and expectations of the end users. In addition, it is important to estimate the composition of the technical team and identify any unique facility or personnel requirements.<\/p>\n\n\n\n<p>Advanced studies may extend for several years and are typically focused on establishing mission goals and formulating top-level system requirements and ConOps. Conceptual designs may be developed to demonstrate feasibility and support programmatic estimates. The emphasis is on establishing feasibility and desirability rather than optimality. Analyses and designs are accordingly limited in both depth and number of options, but each option should be evaluated for its implications through the full life cycle, i.e., through Operations and Disposal. It is important in Pre-Phase A to develop and mature a clear vision of what problems the proposed program will address, how it will address them, and how the solution will be feasible and cost-effective.<\/p>\n\n\n\n<p><strong>Space Flight Pre\u2011Phase A: Concept Studies<\/strong><\/p>\n\n\n\n<p><strong>Purpose<\/strong><br>\nTo produce a broad spectrum of ideas and alternatives for missions from which new programs and projects can be selected. Determine feasibility of desired system; develop mission concepts; draft system-level requirements; assess performance, cost, and schedule feasibility; identify potential technology needs and scope.<\/p>\n\n\n\n<p><strong>Typical Activities and Products<\/strong><\/p>\n\n\n\n<ul>\n<li>Review\/identify any initial customer requirements or scope of work, which may include:\n<ul>\n<li>Mission<\/li>\n\n\n\n<li>Science<\/li>\n\n\n\n<li>Top-level system<\/li>\n<\/ul>\n<\/li>\n\n\n\n<li>Identify and involve users and other stakeholders\n<ul>\n<li>Identify key stakeholders for each phase of the life cycle<\/li>\n\n\n\n<li>Capture and baseline expectations as Needs, Goals, and Objectives (NGOs)<\/li>\n\n\n\n<li>Define measures of effectiveness<\/li>\n<\/ul>\n<\/li>\n\n\n\n<li>Develop and baseline the Concept of Operations\n<ul>\n<li>Identify and perform trade-offs and analyses of alternatives (AoA)<\/li>\n\n\n\n<li>Perform preliminary evaluations of possible missions<\/li>\n<\/ul>\n<\/li>\n\n\n\n<li>Identify risk classification<\/li>\n\n\n\n<li>Identify initial technical risks<\/li>\n\n\n\n<li>Identify the roles and responsibilities in performing mission objectives (i.e., technical team, flight, and ground crew) including training<\/li>\n\n\n\n<li>Develop plans\n<ul>\n<li>Develop preliminary SEMP<\/li>\n\n\n\n<li>Develop and baseline Technology Development Plan<\/li>\n\n\n\n<li>Define preliminary verification and validation approach<\/li>\n<\/ul>\n<\/li>\n\n\n\n<li>Prepare program\/project proposals, which may include:\n<ul>\n<li>Mission justification and objectives;<\/li>\n\n\n\n<li>A ConOps that exhibits clear understanding of how the program\u2019s outcomes will cost-effectively satisfy mission objectives;<\/li>\n\n\n\n<li>High-level Work Breakdown Structures (WBSs);<\/li>\n\n\n\n<li>Life cycle rough order of magnitude (ROM) cost, schedule, and risk estimates; and<\/li>\n\n\n\n<li>Technology assessment and maturation strategies.<\/li>\n<\/ul>\n<\/li>\n\n\n\n<li>Satisfy MCR entrance\/success criteria from NPR 7123.1<\/li>\n<\/ul>\n\n\n\n<p><strong>Reviews<\/strong><\/p>\n\n\n\n<ul>\n<li>MCR<\/li>\n\n\n\n<li>Informal proposal review<\/li>\n<\/ul>\n\n\n\n<h1 class=\"wp-block-heading\">3.4  Project Phase A: Concept and Technology Development<\/h1>\n\n\n\n<p>The purpose of Phase A is to develop a proposed mission\/system architecture that is credible and responsive to program expectations, requirements, and constraints on the project, including resources. During Phase A, activities are performed to fully develop a baseline mission concept, begin or assume responsibility for the development of needed technologies, and clarify expected reliance on human elements to achieve full system functionality or autonomous system development. This work, along with interactions with stakeholders, helps mature the mission concept and the program requirements on the project. Systems engineers are heavily involved during this phase in the development and assessment of the architecture and the allocation of requirements to the architecture elements.<\/p>\n\n\n\n<p>In Phase A, a team\u2014often associated with a program or informal project office\u2014readdresses the mission concept first developed in Pre-Phase A to ensure that the project justification and practicality are sufficient to warrant a place in NASA\u2019s budget. The team\u2019s effort focuses on analyzing mission requirements and establishing a mission architecture. Activities become formal, and the emphasis shifts toward optimizing the concept design. The effort addresses more depth and considers many alternatives. Goals and objectives are solidified, and the project develops more definition in the system requirements, top-level system architecture, and ConOps. Conceptual designs and analyses (including engineering units and physical models, as appropriate) are developed and exhibit more engineering detail than in Pre-Phase A. Technical risks are identified in more detail, and technology development needs become focused. A Systems Engineering Management Plan (SEMP) is baselined in Phase A to document how NASA systems engineering requirements and practices of NPR 7123.1 will be addressed throughout the program life cycle.<\/p>\n\n\n\n<p>In Phase A, the effort focuses on allocating functions to particular items of hardware, software, and to humans. System functional and performance requirements, along with architectures and designs, become firm as system tradeoffs and subsystem tradeoffs iterate back and forth, while collaborating with subject matter experts in the effort to seek out more cost-effective designs. A method of determining life cycle cost (i.e., system-level cost-effectiveness model) is refined in order to compare cost impacts for each of the different alternatives. (Trade studies should precede\u2014rather than follow\u2014system design decisions.) Major products to this point include an accepted functional baseline for the system and its major end items. The project team conducts the security categorization of IT systems required by NPR 2810.1 and Federal Information Processing Standard Publication (FIPS PUB) 199. The effort also produces various engineering and management plans to prepare for managing the project\u2019s downstream processes such as verification and operations.<\/p>\n\n\n\n<p><strong>Space Flight Phase A: Concept and Technology Development<\/strong><\/p>\n\n\n\n<p><strong>Purpose<\/strong><br>\nTo determine the feasibility and desirability of a suggested new system and establish an initial baseline compatibility with NASA\u2019s strategic plans. Develop final mission concept, system-level requirements, needed system technology developments, and program\/project technical management plans.<\/p>\n\n\n\n<p><strong>Typical Activities and Their Products<\/strong><\/p>\n\n\n\n<ul>\n<li>Review and update documents baselined in Pre-Phase A if needed<\/li>\n\n\n\n<li>Monitor progress against plans<\/li>\n\n\n\n<li>Develop and baseline top-level requirements and constraints including internal and external interfaces, integrated logistics and maintenance support, and system software functionality<\/li>\n\n\n\n<li>Allocate system requirements to functions and to next lower level<\/li>\n\n\n\n<li>Validate requirements<\/li>\n\n\n\n<li>Baseline plans\n<ul>\n<li>Systems Engineering Management Plan<\/li>\n\n\n\n<li>Human Systems Integration Plan<\/li>\n\n\n\n<li>Control plans such as the Risk Management Plan, Configuration Management Plan, Data Management Plan, Safety and Mission Assurance Plan, and Software Development or Management Plan (See NPR 7150.2)<\/li>\n\n\n\n<li>Other crosscutting and specialty plans such as environmental compliance documentation, acquisition surveillance plan, contamination control plan, electromagnetic interference\/electromagnetic compatibility control plan, reliability plan, quality control plan, parts management plan, logistics plan<br>\n\t\t <\/li>\n<\/ul>\n<\/li>\n\n\n\n<li>Develop preliminary Verification and Validation Plan<\/li>\n\n\n\n<li>Establish human rating plan and perform initial evaluations<\/li>\n\n\n\n<li>Develop and baseline mission architecture\n<ul>\n<li>Develop breadboards, engineering units or models identify and reduce high risk concepts<\/li>\n\n\n\n<li>Demonstrate that credible, feasible design(s) exist<\/li>\n\n\n\n<li>Perform and archive trade studies<\/li>\n\n\n\n<li>Initiate studies on human systems interactions<br>\n\t\t <\/li>\n<\/ul>\n<\/li>\n\n\n\n<li>Initiate environmental evaluation\/National Environmental Policy Act process<\/li>\n\n\n\n<li>Develop initial orbital debris assessment (NASA-STD-8719.14)<\/li>\n\n\n\n<li>Perform technical management\n<ul>\n<li>Provide technical cost estimate and range and develop system-level cost-effectiveness model<\/li>\n\n\n\n<li>Define the WBS<\/li>\n\n\n\n<li>Develop SOWs<\/li>\n\n\n\n<li>Acquire systems engineering tools and models<\/li>\n\n\n\n<li>Establish technical resource estimates<br>\n\t\t <\/li>\n<\/ul>\n<\/li>\n\n\n\n<li>Identify, analyze and update risks<\/li>\n\n\n\n<li>Perform required Phase A technical activities from NPR 7120.5 as applicable<\/li>\n\n\n\n<li>Satisfy Phase A reviews\u2019 entrance\/success criteria from NPR 7123.1<\/li>\n<\/ul>\n\n\n\n<p><strong>Reviews<\/strong><\/p>\n\n\n\n<ul>\n<li>SRR<\/li>\n\n\n\n<li>MDR\/SDR<\/li>\n<\/ul>\n\n\n\n<h1 class=\"wp-block-heading\">3.5  Project Phase B: Preliminary Design and Technology Completion<\/h1>\n\n\n\n<p>The purpose of Phase B is for the project team to complete the technology development, engineering prototyping, heritage hardware and software assessments, and other risk-mitigation activities identified in the project Formulation Agreement (FA) and the preliminary design. The project demonstrates that its planning, technical, cost, and schedule baselines developed during Formulation are complete and consistent; that the preliminary design complies with its requirements; that the project is sufficiently mature to begin Phase C; and that the cost and schedule are adequate to enable mission success with acceptable risk. It is at the conclusion of this phase that the project and the Agency commit to accomplishing the project\u2019s objectives for a given cost and schedule. For projects with a Life Cycle Cost (LCC) greater than $250 million, this commitment is made with the Congress and the U.S. Office of Management and Budget (OMB). This external commitment is the Agency Baseline Commitment (ABC). Systems engineers are involved in this phase to ensure the preliminary designs of the various systems will work together, are compatible, and are likely to meet the customer expectations and applicable requirements.<\/p>\n\n\n\n<p>During Phase B, activities are performed to establish an initial project baseline, which (according to NPR 7120.5 and NPR 7123.1) includes \u201ca formal flow down of the project-level performance requirements to a complete set of system and subsystem design specifications for both flight and ground elements\u201d and \u201ccorresponding preliminary designs.\u201d The technical requirements should be sufficiently detailed to establish firm schedule and cost estimates for the project. It also should be noted, especially for AO-driven projects, that Phase B is where the top-level requirements and the requirements flowed down to the next level are finalized and placed under configuration control. While the requirements should be baselined in Phase A, changes resulting from the trade studies and analyses in late Phase A and early Phase B may result in changes or refinement to system requirements.<\/p>\n\n\n\n<p>It is important in Phase B to validate design decisions against the original goals and objectives and ConOps. All aspects of the life cycle should be considered, including design decisions that affect training, operations resource management, human factors, safety, habitability and environment, and maintainability and supportability.<\/p>\n\n\n\n<p>The Phase B baseline consists of a collection of evolving baselines covering technical and business aspects of the project: system (and subsystem) requirements and specifications, designs, verification and operations plans, and so on in the technical portion of the baseline, and schedules, cost projections, and management plans in the business portion. Establishment of baselines implies the implementation of configuration management procedures. (See <a href=\"\/seh\/6-5-configuration-management\"><strong>Section 6.5<\/strong><\/a>.)<\/p>\n\n\n\n<p>Phase B culminates in a series of PDRs, containing the system-level PDR and PDRs for lower level end items as appropriate. The PDRs reflect the successive refinement of requirements into designs. Design issues uncovered in the PDRs should be resolved so that final design can begin with unambiguous design-to specifications. From this point on, almost all changes to the baseline are expected to represent successive refinements, not fundamental changes. As noted in <a href=\"\/seh\/2-5-cost-effectiveness-considerations#Fig2-5-1\"><strong>Figure 2.5-1<\/strong><\/a>, significant design changes at and beyond Phase B become increasingly expensive.<\/p>\n\n\n\n<p><\/p>\n\n\n\n<h1 class=\"wp-block-heading\">3.6  Project Phase C: Final Design and Fabrication<\/h1>\n\n\n\n<p>The purpose of Phase C is to complete and document the detailed design of the system that meets the detailed requirements and to fabricate, code, or otherwise realize the products. During Phase C, activities are performed to establish a complete design (product baseline), fabricate or produce hardware, and code software in preparation for integration. Trade studies continue and results are used to validate the design against project goals, objectives, and ConOps. Engineering test units more closely resembling actual hardware are built and tested to establish confidence that the design will function in the expected environments. Human subjects representing the user population participate in operations evaluations of the design, use, maintenance, training procedures, and interfaces. Engineering specialty and crosscutting analysis results are integrated into the design, and the manufacturing process and controls are defined and valid. Systems engineers are involved in this phase to ensure the final detailed designs of the various systems will work together, are compatible, and are likely to meet the customer expectations and applicable requirements. During fabrication, the systems engineer is available to answer questions and work any interfacing issues that might arise.<\/p>\n\n\n\n<p>All the planning initiated back in Phase A for the testing and operational equipment, processes and analysis, integration of the crosscutting and engineering specialty analysis, and manufacturing processes and controls is implemented. Configuration management continues to track and control design changes as detailed interfaces are defined. At each step in the successive refinement of the final design, corresponding integration and verification activities are planned in greater detail. During this phase, technical parameters, schedules, and budgets are closely tracked to ensure that undesirable trends (such as an unexpected growth in spacecraft mass or increase in its cost) are recognized early enough to take corrective action. These activities focus on preparing for the CDR, Production Readiness Review (PRR) (if required), and the SIR.<\/p>\n\n\n\n<p>Phase C contains a series of CDRs containing the system-level CDR and CDRs corresponding to the different levels of the system hierarchy. A CDR for each end item should be held prior to the start of fabrication\/production for hardware and prior to the start of coding of deliverable software products. Typically, the sequence of CDRs reflects the integration process that will occur in the next phase; that is, from lower level CDRs to the system-level CDR. Projects, however, should tailor the sequencing of the reviews to meet the needs of the project. If there is a production run of products, a PRR will be performed to ensure the production plans, facilities, and personnel are ready to begin production. Phase C culminates with an SIR. Training requirements and preliminary mission operations procedures are created and baselined. The final product of this phase is a product ready for integration.<\/p>\n\n\n\n<p><strong>Space Flight Phase C: Final Design and Fabrication<\/strong><\/p>\n\n\n\n<p><strong>Purpose<\/strong><br>\nTo complete the detailed design of the system (and its associated subsystems, including its operations systems), fabricate hardware, and code software. Generate final designs for each system structure end product.<\/p>\n\n\n\n<p><strong>Typical Activities and Their Products<\/strong><\/p>\n\n\n\n<ul>\n<li>Review and update documents baselined in previous phases<\/li>\n\n\n\n<li>Monitor progress against plans<\/li>\n\n\n\n<li>Develop and document hardware and software detailed designs\n<ul>\n<li>Fully mature and define selected preliminary designs<\/li>\n\n\n\n<li>Add remaining lower level design specifications to the system architecture<\/li>\n\n\n\n<li>Perform and archive trade studies<\/li>\n\n\n\n<li>Perform development testing at the component or subsystem level<\/li>\n\n\n\n<li>Fully document final design and develop data package<\/li>\n<\/ul>\n<\/li>\n\n\n\n<li>Develop\/refine and baseline plans\n<ul>\n<li>Interface definitions<\/li>\n\n\n\n<li>Implementation plans\n<ul>\n<li>Integration plans<\/li>\n<\/ul>\n<\/li>\n\n\n\n<li>Verification and validation plans<\/li>\n\n\n\n<li>Operations plans<\/li>\n<\/ul>\n<\/li>\n\n\n\n<li>Develop\/refine preliminary plans\n<ul>\n<li>Decommissioning and disposal plans, including human capital transition<\/li>\n\n\n\n<li>Spares<\/li>\n\n\n\n<li>Communications (including command and telemetry lists)<\/li>\n<\/ul>\n<\/li>\n\n\n\n<li>Develop\/refine procedures for\n<ul>\n<li>Refine integration<\/li>\n\n\n\n<li>Manufacturing and assembly<\/li>\n\n\n\n<li>Verification and validation<\/li>\n<\/ul>\n<\/li>\n\n\n\n<li>Fabricate (or code) the product<\/li>\n\n\n\n<li>Identify and update risks<\/li>\n\n\n\n<li>Monitor project progress against project plans<\/li>\n\n\n\n<li>Prepare launch site checkout and post launch activation and checkout<\/li>\n\n\n\n<li>Finalize appropriate level safety data package and updated security plan<\/li>\n\n\n\n<li>Identify opportunities for preplanned product improvement<\/li>\n\n\n\n<li>Refine orbital debris assessment<\/li>\n\n\n\n<li>Perform required Phase C technical activities from NPR 7120.5 as applicable<\/li>\n\n\n\n<li>Satisfy Phase C review entrance\/success criteria from NPR 7123.1<\/li>\n<\/ul>\n\n\n\n<p><strong>Reviews<\/strong><\/p>\n\n\n\n<ul>\n<li>CDR<\/li>\n\n\n\n<li>PRR<\/li>\n\n\n\n<li>SIR<\/li>\n\n\n\n<li>Safety review<\/li>\n<\/ul>\n\n\n\n<h1 class=\"wp-block-heading\">3.7  Project Phase D: System Assembly, Integration and Test, Launch<\/h1>\n\n\n\n<p>The purpose of Phase D is to assemble, integrate, verify, validate, and launch the system. These activities focus on preparing for the Flight Readiness Review (FRR)\/Mission Readiness Review (MRR). Activities include assembly, integration, verification, and validation of the system, including testing the flight system to expected environments within margin. Other activities include updating operational procedures, rehearsals and training of operating personnel and crew members, and implementation of the logistics and spares planning. For flight projects, the focus of activities then shifts to prelaunch integration and launch. System engineering is involved in all aspects of this phase including answering questions, providing advice, resolving issues, assessing results of the verification and validation tests, ensuring that the V&V results meet the customer expectations and applicable requirements, and providing information to decision makers for go\/no-go decisions.<\/p>\n\n\n\n<p>The planning for Phase D activities was initiated in Phase A. For IT projects, refer to the <em>IT Systems Engineering Handbook<\/em>. The planning for the activities should be performed as early as possible since changes at this point can become costly. Phase D concludes with a system that has been shown to be capable of accomplishing the purpose for which it was created.<\/p>\n\n\n\n<p><strong>Space Flight Phase D: System Assembly, Integration and Test, Launch<\/strong><\/p>\n\n\n\n<p><strong>Purpose<\/strong><br>\nTo assemble and integrate the system (hardware, software, and humans), meanwhile developing confidence that it will be able to meet the system requirements. Launch and prepare for operations. Perform system end product implementation, assembly, integration and test, and transition to use.<\/p>\n\n\n\n<p><strong>Typical Activities and Their Products<\/strong><\/p>\n\n\n\n<ul>\n<li>Update documents developed and baselined in previous phases<\/li>\n\n\n\n<li>Monitor project progress against plans<\/li>\n\n\n\n<li>Identify and update risks<\/li>\n\n\n\n<li>Integrate\/assemble components according to the integration plans<\/li>\n\n\n\n<li>Perform verification and validation on assemblies according to the V&V Plan and procedures\n<ul>\n<li>Perform system qualification verifications, including environmental verifications<\/li>\n\n\n\n<li>Perform system acceptance verifications and validation(s) (e.g., end-to-end tests encompassing all elements; i.e., space element, ground system, data processing system)<\/li>\n\n\n\n<li>Assess and approve verification and validation results<\/li>\n\n\n\n<li>Resolve verification and validation discrepancies<\/li>\n\n\n\n<li>Archive documentation for verifications and validations performed<\/li>\n\n\n\n<li>Baseline verification and validation report<\/li>\n<\/ul>\n<\/li>\n\n\n\n<li>Prepare and baseline\n<ul>\n<li>Operator\u2019s manuals<\/li>\n\n\n\n<li>Maintenance manuals<\/li>\n\n\n\n<li>Operations handbook<\/li>\n\n\n\n<li>Prepare launch, operations, and ground support sites including training as needed<\/li>\n\n\n\n<li>Train initial system operators and maintainers<\/li>\n\n\n\n<li>Train on contingency planning<\/li>\n\n\n\n<li>Confirm telemetry validation and ground data processing<\/li>\n\n\n\n<li>Confirm system and support elements are ready for flight<\/li>\n\n\n\n<li>Provide support to the launch and checkout of the system<\/li>\n\n\n\n<li>Perform planned on-orbit operational verification(s) and validation(s)<\/li>\n<\/ul>\n<\/li>\n\n\n\n<li>Document lessons learned. Perform required Phase D technical activities from NPR 7120.5<\/li>\n\n\n\n<li>Satisfy Phase D reviews\u2019 entrance\/success criteria from NPR 7123.1<\/li>\n<\/ul>\n\n\n\n<p><strong>Reviews<\/strong><\/p>\n\n\n\n<ul>\n<li>Test Readiness Reviews (TRRs)<\/li>\n\n\n\n<li>System Acceptance Review (SAR) or pre-Ship Review<\/li>\n\n\n\n<li>ORR<\/li>\n\n\n\n<li>FRR<\/li>\n\n\n\n<li>System functional and physical configuration audits<\/li>\n\n\n\n<li>Safety review<\/li>\n<\/ul>\n\n\n\n<h1 class=\"wp-block-heading\">3.8  Project Phase E: Operations and Sustainment<\/h1>\n\n\n\n<p>The purpose of Phase E is to conduct the prime mission to meet the initially identified need and to maintain support for that need. The products of the phase are the results of the mission and performance of the system.<\/p>\n\n\n\n<p>Systems engineering personnel continue to play a role during this phase since integration often overlaps with operations for complex systems. Some programs have repeated operations\/flights which require configuration changes and new mission objectives with each occurrence. And systems with complex sustainment needs or human involvement will likely require evaluation and adjustments that may be beyond the scope of operators to perform. Specialty engineering disciplines, like maintainability and logistics servicing, will be performing tasks during this phase as well. Such tasks may require reiteration and\/or recursion of the common systems engineering processes.<\/p>\n\n\n\n<p>Systems engineering personnel also may be involved in in-flight anomaly resolution. Additionally, software development may continue well into Phase E. For example, software for a planetary probe may be developed and uplinked while in-flight. Another example would be new hardware developed for space station increments.<\/p>\n\n\n\n<p>This phase encompasses the evolution of the system only insofar as that evolution does not involve major changes to the system architecture. Changes of that scope constitute new \u201cneeds,\u201d and the project life cycle starts over. For large flight projects, there may be an extended period of cruise, orbit insertion, on-orbit assembly, and initial shakedown operations. Near the end of the prime mission, the project may apply for a mission extension to continue mission activities or attempt to perform additional mission objectives.<\/p>\n\n\n\n<p>For additional information on systems engineering in Phase E, see <a href=\"https:\/\/www.nasa.gov\/seh\/appendix-t-systems-engineering-in-phase-e\"><strong>Appendix T<\/strong><\/a><em><strong>.<\/strong><\/em><\/p>\n\n\n\n<p><strong>Space Flight Phase E: Operations and Sustainment<\/strong><\/p>\n\n\n\n<p><strong>Purpose<\/strong><\/p>\n\n\n\n<ul>\n<li>To conduct the mission and meet the initially identified need and maintain support for that need. Implement the mission operations plan.<\/li>\n\n\n\n<li>Typical Activities and Their Products<\/li>\n\n\n\n<li>Conduct launch vehicle performance assessment. Commission and activate science instruments<\/li>\n\n\n\n<li>Conduct the intended prime mission(s)<\/li>\n\n\n\n<li>Provide sustaining support as planned\n<ul>\n<li>Implement spares plan<\/li>\n\n\n\n<li>Collect engineering and science data<\/li>\n\n\n\n<li>Train replacement operators and maintainers<\/li>\n\n\n\n<li>Train the flight team for future mission phases (e.g., planetary landed operations)<\/li>\n\n\n\n<li>Maintain and approve operations and maintenance logs<\/li>\n\n\n\n<li>Maintain and upgrade the system<\/li>\n\n\n\n<li>Identify and update risks<\/li>\n\n\n\n<li>Address problem\/failure reports<\/li>\n\n\n\n<li>Process and analyze mission data<\/li>\n\n\n\n<li>Apply for mission extensions, if warranted<\/li>\n<\/ul>\n<\/li>\n\n\n\n<li>Prepare for deactivation, disassembly, decommissioning as planned (subject to mission extension)<\/li>\n\n\n\n<li>Capture lessons learned<\/li>\n\n\n\n<li>Complete post-flight evaluation reports<\/li>\n\n\n\n<li>Develop final mission report<\/li>\n\n\n\n<li>Perform required Phase E technical activities from NPR 7120.5<\/li>\n\n\n\n<li>Satisfy Phase E reviews\u2019 entrance\/success criteria from NPR 7123.1<\/li>\n<\/ul>\n\n\n\n<p><strong>Reviews<\/strong><\/p>\n\n\n\n<ul>\n<li>Post-Launch Assessment Review (PLAR)<\/li>\n\n\n\n<li>Critical Event Readiness Review (CERR)<\/li>\n\n\n\n<li>Post-Flight Assessment Review (PFAR) (human space flight only)<\/li>\n\n\n\n<li>DR<\/li>\n\n\n\n<li>System upgrade review<\/li>\n\n\n\n<li>Safety review<\/li>\n<\/ul>\n\n\n\n<h1 class=\"wp-block-heading\">3.9  Project Phase F: Closeout<\/h1>\n\n\n\n<p>The purpose of Phase F is to implement the systems decommissioning and disposal planning and analyze any returned data and samples. The products of the phase are the results of the mission. The system engineer is involved in this phase to ensure all technical information is properly identified and archived, to answer questions, and to resolve issues as they arise.<\/p>\n\n\n\n<p>Phase F deals with the final closeout of the system when it has completed its mission; the time at which this occurs depends on many factors. For a flight system that returns to Earth after a short mission duration, closeout may require little more than de-integrating the hardware and returning it to its owner. On flight projects of long duration, closeout may proceed according to established plans or may begin as a result of unplanned events, such as failures. Refer to NASA Policy Directive (NPD) 8010.3, Notification of Intent to Decommission or Terminate Operating Space Systems and Terminate Missions, for terminating an operating mission. Alternatively, technological advances may make it uneconomical to continue operating the system either in its current configuration or an improved one.<\/p>\n\n\n\n<p>To limit space debris, NPR 8715.6, NASA Procedural Requirements for Limiting Orbital Debris, provides requirements for removing Earth-orbiting robotic satellites from their operational orbits at the end of their useful life. For Low Earth Orbit (LEO) missions, the satellite is usually deorbited. For small satellites, this is accomplished by allowing the orbit to slowly decay until the satellite eventually burns up in Earth\u2019s atmosphere. Larger, more massive satellites and observatories should be designed to demise or deorbit in a controlled manner so that they can be safely targeted for impact in a remote area of the ocean. The Geostationary (GEO) satellites at 35,790 km above the Earth cannot be practically deorbited, so they are boosted to a higher orbit well beyond the crowded operational GEO orbit.<\/p>\n\n\n\n<p>In addition to uncertainty about when this part of the phase begins, the activities associated with safe closeout of a system may be long and complex and may affect the system design. Consequently, different options and strategies should be considered during the project\u2019s earlier phases along with the costs and risks associated with the different options.<\/p>\n\n\n\n<p><strong>Phase F: Closeout<\/strong><\/p>\n\n\n\n<p><strong>Purpose<\/strong><br>\nTo implement the systems decommissioning\/disposal plan developed in Phase E and perform analyses of the returned data and any returned samples.<\/p>\n\n\n\n<p><strong>Typical Activities and Their Products<\/strong><\/p>\n\n\n\n<ul>\n<li>Dispose of the system and supporting processes<\/li>\n\n\n\n<li>Document lessons learned<\/li>\n\n\n\n<li>Baseline mission final report<\/li>\n\n\n\n<li>Archive data<\/li>\n\n\n\n<li>Capture lessons learned<\/li>\n\n\n\n<li>Perform required Phase F technical activities from NPR 7120.5<\/li>\n\n\n\n<li>Satisfy Phase F reviews\u2019 entrance\/success criteria from NPR 7123.1<\/li>\n<\/ul>\n\n\n\n<p><strong>Reviews<\/strong><\/p>\n\n\n\n<ul>\n<li>DRR<\/li>\n<\/ul>\n\n\n\n<h1 class=\"wp-block-heading\">3.10  Funding: The Budget Cycle<\/h1>\n\n\n\n<p><strong>Reviews<\/strong><\/p>\n\n\n\n<p>For a description of the NASA Budget Cycle, refer to the NASA Expanded Guidance for Systems Engineering document found at <a href=\"https:\/\/nen.nasa.gov\/web\/se\/doc-repository\" target=\"_blank\" rel=\"noopener\">https:\/\/nen.nasa.gov\/web\/se\/doc-repository<\/a>. See also Section 5.8 of <em>NASA\/SP-2014-3705, NASA Space Flight Program and Project Management Handbook.<\/em><\/p>\n\n\n\n<h1 class=\"wp-block-heading\">3.11  Tailoring and Customization of NPR 7123.1 Requirements<\/h1>\n\n\n\n<p><a><\/a>In this section, the term <em>requirements<\/em> refers to the \u201cshall\u201d statements imposed from Agency directives. This discussion focuses on the tailoring of the requirements contained in NPR 7123.1.<\/p>\n\n\n\n<p><strong>3.11.1\u00a0\u00a0 Introduction<\/strong><br>3.11.2\u00a0\u00a0 <a href=\"#3-11-2\">Criteria for Tailoring<\/a><br>3.11.3\u00a0\u00a0 <a href=\"#3-11-3\">Tailoring SE NPR Requirements Using the Compliance Matrix<\/a><br>3.11.4\u00a0\u00a0 <a href=\"#3-11-4\">Ways to Tailor a SE Requirement<\/a><br>3.11.5\u00a0\u00a0 <a href=\"#3-11-5\">Examples of Tailoring and Customization<\/a><br>3.11.6\u00a0\u00a0 <a href=\"#3-11-6\">Approvals for Tailoring<\/a><\/p>\n\n\n\n<h2 class=\"wp-block-heading\"><a><\/a>3.11.1 Introduction<\/h2>\n\n\n\n<p>NASA policy recognizes the need to accommodate the unique aspects of each program or project to achieve mission success in an efficient and economical manner. Tailoring is a process used to accomplish this.<\/p>\n\n\n\n<p>NPR 7123.1 defines <em>tailoring<\/em> as \u201cthe process used to seek relief from SE NPR requirements consistent with program or project objectives, allowable risk, and constraints.\u201d Tailoring results in deviations or waivers (see NPR 7120.5, Section 3.5) to SE requirements and is documented in the next revision of the SEMP (e.g., via the Compliance Matrix).<\/p>\n\n\n\n<p>Since NPR 7123.1 was written to accommodate programs and projects regardless of size or complexity, the NPR requirements leave considerable latitude for interpretation. Therefore, the term \u201ccustomization\u201d is introduced and is defined as \u201cthe modification of recommended SE practices that are used to accomplish the SE requirements.\u201d Customization does not require waivers or deviations, but significant customization should be documented in the SEMP.<\/p>\n\n\n\n<p>Tailoring and customization are essential systems engineering tools that are an accepted and expected part of establishing the proper SE NPR requirements for a program or project. Although tailoring is expected for all sizes of projects and programs, small projects present opportunities and challenges that are different from those of large, traditional projects such as the Shuttle, International Space Station, Hubble Space Telescope, and Mars Science Laboratory.<\/p>\n\n\n\n<p>While the technical aspects of small projects are generally narrower and more focused, they can also be challenging when their objectives are to demonstrate advanced technologies or provide \u201cone of a kind\u201d capabilities. At the same time, their comparatively small budgets and restricted schedules dictate lean and innovative implementation approaches to project management and systems engineering. Tailoring and customization allow programs and projects to be successful in achieving technical objectives within cost and schedule constraints. The key is effective tailoring that reflects lessons learned and best practices. Tailoring the SE requirements and customizing the SE best practices to the specific needs of the project helps to obtain the desired benefits while eliminating unnecessary overhead. To accomplish this, an acceptable risk posture must be understood and agreed upon by the project, customer\/stakeholder, Center management, and independent reviewers. Even with this foundation, however, the actual process of appropriately tailoring SE requirements and customizing NPR 7123.1 practices to a specific project can be complicated and arduous. Effective approaches and experienced mentors make the tailoring process for any project more systematic and efficient.<\/p>\n\n\n\n<p>Chapter 6 of the <em>NASA Software Engineering Handbook<\/em> provides guidance on tailoring SE requirements for software projects.<\/p>\n\n\n\n<h2 class=\"wp-block-heading\">3.11.2 Criteria for Tailoring<\/h2>\n\n\n\n<p>NPR 8705.4, Risk Classification for NASA Payloads, is intended for assigning a risk classification to projects and programs. It establishes baseline criteria that enable users to define the risk classification level for NASA payloads on human or non-human-rated launch systems or carrier vehicles. It is also a starting point for understanding and defining criteria for tailoring.<br>\nThe extent of acceptable tailoring depends on several characteristics of the program\/project such as the following:<\/p>\n\n\n\n<ol>\n<li><strong>Type of mission.<\/strong> For example, the requirements for a human space flight mission are much more rigorous than those for a small robotic mission.<\/li>\n\n\n\n<li><strong>Criticality of the mission <\/strong>in meeting the Agency Strategic Plan. Critical missions that absolutely must be successful may not be able to get relief from NPR requirements.<\/li>\n\n\n\n<li><strong>Acceptable risk level.<\/strong> If the Agency and the customer are willing to accept a higher risk of failure, some NPR requirements may be waived.<\/li>\n\n\n\n<li><strong>National significance. <\/strong>A project that has great national significance may not be able to get relief from NPR requirements.<\/li>\n\n\n\n<li><strong>Complexity.<\/strong> Highly complex missions may require more NPR requirements in order to keep systems compatible, whereas simpler ones may not require the same level of rigor.<\/li>\n\n\n\n<li><strong>Mission lifetime.<\/strong> Missions with a longer lifetime need to more strictly adhere to NPR requirements than short-lived programs\/projects.<\/li>\n\n\n\n<li><strong>Cost of mission.<\/strong> Higher cost missions may require stricter adherence to NPR requirements to ensure proper program\/project control.<\/li>\n\n\n\n<li><strong>Launch constraints. <\/strong>If there are several launch constraints, a project may need to be more fully compliant with Agency requirements.<\/li>\n\n\n\n<li><\/li>\n<\/ol>\n\n\n\n<h2 class=\"wp-block-heading\">3.11.3 Tailoring SE NPR Requirements Using the Compliance Matrix<\/h2>\n\n\n\n<p>NPR 7123.1 includes a Compliance Matrix (Appendix H.2) to assist programs and projects in verifying that they meet the specified NPR requirements. The Compliance Matrix documents the program\/project\u2019s compliance or intent to comply with the requirements of the NPR or justification for tailoring. The Compliance Matrix can be used to assist in identifying where major customization of the way (e.g., formality and rigor) the NPR requirements will be accomplished and to communicate that customization to the stakeholders. The tailoring process (which can occur at any time in the program or project\u2019s life cycle) results in deviations or waivers to the NPR requirements depending on the timing of the request. Deviations and waivers of the requirements can be submitted separately to the Designated Governing Authority or via the Compliance Matrix. The Compliance Matrix is attached to the Systems Engineering Management Plan (SEMP) when submitted for approval. Alternatively, if there is no stand-alone SEMP and the contents of the SEMP are incorporated into another document such as the project plan, the Compliance Matrix can be captured within that plan.<\/p>\n\n\n\n<p><strong>Figure 3.11-1<\/strong> illustrates a notional tailoring process for a space flight project. Project management (such as the project manager\/the Principal Investigator\/the task lead, etc.) assembles a project team to tailor the NPR requirements codified in the Compliance Matrix. To properly classify the project, the team (chief engineer, lead systems engineer, safety and mission assurance, etc.) needs to understand the building blocks of the project such as the needs, goals, and objectives as well as the appropriate risk posture.<\/p>\n\n\n<div id=\"\" class=\"hds-media hds-module wp-block-image\"><div class=\"margin-left-auto margin-right-auto nasa-block-align-inline\"><div class=\"hds-media-wrapper margin-left-auto margin-right-auto\"><figure class=\"hds-media-inner hds-cover-wrapper hds-media-ratio-none \"><a href=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_figure_3-11_1_notional_products.jpg\"><img loading=\"lazy\" decoding=\"async\" width=\"1080\" height=\"632\" src=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_figure_3-11_1_notional_products.jpg?w=1080\" class=\"attachment-2048x2048 size-2048x2048\" alt=\"FIGURE 3.11-1 Notional Space Flight Products Tailoring Process\" style=\"transform: scale(1); transform-origin: 50% 50%; object-position: 50% 50%; object-fit: cover;\" block_context=\"nasa-block\" srcset=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_figure_3-11_1_notional_products.jpg 1080w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_figure_3-11_1_notional_products.jpg?resize=300,176 300w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_figure_3-11_1_notional_products.jpg?resize=768,449 768w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_figure_3-11_1_notional_products.jpg?resize=1024,599 1024w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_figure_3-11_1_notional_products.jpg?resize=400,234 400w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_figure_3-11_1_notional_products.jpg?resize=600,351 600w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_figure_3-11_1_notional_products.jpg?resize=900,527 900w\" sizes=\"(max-width: 1080px) 100vw, 1080px\" \/><\/a><\/figure><\/div><\/div><\/div>\n\n\n<p>Through an iterative process, the project team goes through the NPR requirements in the Compliance Matrix to tailor the requirements. A tailoring tool with suggested guidelines may make the tailoring process easier if available. Several NASA Centers including LaRC and MSFC have developed tools for use at their Centers which could be adapted for other Centers. Guidance from Subject Matter Experts (SMEs) should be sought to determine the appropriate amount of tailoring for a specific project. The Compliance Matrix provides rationales for each of the NPR requirements to assist in understanding. Once the tailoring is finalized and recorded in the Compliance Matrix with appropriate rationales, the requested tailoring proceeds through the appropriate governance model for approval.<\/p>\n\n\n\n<h2 class=\"wp-block-heading\">3.11.4 Ways to Tailor a SE Requirement<\/h2>\n\n\n\n<p>Tailoring often comes in three areas:<\/p>\n\n\n\n<ol>\n<li>Eliminating a requirement that does not apply to the specific program\/project.<\/li>\n\n\n\n<li>Eliminating a requirement that is overly burdensome (i.e., when the cost of implementing the requirement adds more risk to the project by diverting resources than the risk of not complying with the requirement).<\/li>\n\n\n\n<li>Scaling the requirement in a manner that better balances the cost of implementation and the project risk.<\/li>\n<\/ol>\n\n\n\n<p>Customizing SE practices can include the following:<\/p>\n\n\n\n<ol>\n<li>Adjusting the way each of the 17 SE processes is implemented.<\/li>\n\n\n\n<li>Adjusting the formality and timing of reviews.<\/li>\n<\/ol>\n\n\n\n<h3 class=\"wp-block-heading\">3.11.4.1 Non-Applicable NPR Requirements<\/h3>\n\n\n\n<p>Each requirement in NPR 7123.1 is assessed for applicability to the individual project or program. For example, if the project is to be developed completely in-house, the requirements of the NPR\u2019s Chapter 4 on contracts would not be applicable. If a system does not contain software, then none of the NPR requirements for developing and maintaining software would be applicable.<\/p>\n\n\n\n<h3 class=\"wp-block-heading\">3.11.4.2 Adjusting the Scope<\/h3>\n\n\n\n<p>Depending on the project or program, some relief on the scope of a requirement may be appropriate. For example, although the governing project management directive (e.g., NPR 7120.5, 7150.2, 7120.7, 7120.8) for a program\/project may require certain documents to be standalone, the SE NPR does not require any additional stand-alone documents. For small projects, many of the plans can be described in just a few paragraphs or pages. In these types of projects, any NPR requirements stating that the plans need to be stand-alone document would be too burdensome. In these cases, the information can simply be written and included as part of the project plan or SEMP. If the applicable project management directive (e.g., NPR 7120.5 or NPR 7120.8) requires documents to be stand-alone, a program\/project waiver\/deviation is needed. However, if there is no requirement or Center expectation for a stand-alone document, a project can customize where that information is recorded and no waiver or deviation is required. Capturing where this information is documented within the systems engineering or project management Compliance Matrix would be useful for clarity.<\/p>\n\n\n\n<h3 class=\"wp-block-heading\">3.11.4.3 Formality and Timing of Reviews<\/h3>\n\n\n\n<p>The governing project management directive identifies the required or recommended life cycle for the specific type of program\/project. The life cycle defines the number and timing of the various reviews; however, there is considerable discretion concerning the formality of the review and how to conduct it. NPR 7123.1, Appendix G, provides extensive guidance for suggested review entrance and success criteria. It is expected that the program\/project will customize these criteria in a manner that makes sense for their program\/project. The SE NPR does not require a waiver\/deviation for this customization; however, departures from review elements required by other NPRs need to be addressed by tailoring those documents.<\/p>\n\n\n\n<p>If a program\/project decides it does not need one of the required reviews, a waiver or deviation is needed. However, the SE NPR does not specify a minimum amount of spacing for these reviews. A small project may decide to combine the SRR and the SDR (or Mission Definition Review (MDR)) for example. As long as the intent for <em>both<\/em> reviews is accomplished, the SE NPR does not require a waiver or deviation. (Note that even though the SE NPR does not require it, a waiver or deviation may still be required in the governing project management NPR.) This customization and\/or tailoring should be documented in the Compliance Matrix and\/or the review plan or SEMP.<\/p>\n\n\n\n<p>Unless otherwise required by the governing project management directives, the formality of the review can be customized as appropriate for the type of program\/project. For large projects, it might be appropriate to conduct a very formal review with a formal Review Item Discrepancy (RID)\/Request for Action (RFA) process, a summary, and detailed presentations to a wide audience including boards and pre-boards over several weeks. For small projects, that same review might be done in a few hours across a tabletop with a few stakeholders and with issues and actions simply documented in a word or PowerPoint document.<\/p>\n\n\n\n<p>The NASA Engineering Network Systems Engineering Community of Practice, located at <a href=\"https:\/\/nen.nasa.gov\/web\/se\" target=\"_blank\" rel=\"noopener\">https:\/\/nen.nasa.gov\/web\/se<\/a> includes document templates for milestone review presentations required by the NASA SE process.<\/p>\n\n\n\n<h2 class=\"wp-block-heading\">3.11.5 Examples of Tailoring and Customization<\/h2>\n\n\n\n<p><strong><a href=\"#Table3-11-1\">Table 3.11-1<\/a><\/strong> shows an example of the types of missions that can be defined based on a system that breaks projects into various types ranging from a very complex type A to a much simpler type F. When tailoring a project, the assignment of specific projects to particular types should be viewed as guidance, not as rigid characterization. Many projects will have characteristics of multiple types, so the tailoring approach may permit more tailoring for those aspects of the project that are simpler and more open to risk and less tailoring for those aspects of the project where complexity and\/or risk aversion dominate. These tailoring criteria and definitions of project \u201ctypes\u201d may vary from Center to Center and from Mission Directorate to Mission Directorate according to what is appropriate for their missions. <a href=\"#Table3-11-2\"><strong>Table 3.11-2<\/strong><\/a> shows an example of how the documentation required of a program\/project might also be tailored or customized. The general philosophy is that the simpler, less complex projects should require much less documentation and fewer formal reviews. Project products should be sensibly scaled.<\/p>\n\n\n<div id=\"\" class=\"hds-media hds-module wp-block-image\"><div class=\"margin-left-auto margin-right-auto nasa-block-align-inline\"><div class=\"hds-media-wrapper margin-left-auto margin-right-auto\"><figure class=\"hds-media-inner hds-cover-wrapper hds-media-ratio-none \"><a href=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_1_project-types.jpg\"><img loading=\"lazy\" decoding=\"async\" width=\"1080\" height=\"1122\" src=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_1_project-types.jpg?w=1080\" class=\"attachment-2048x2048 size-2048x2048\" alt=\"Table 3.11-1\u2002Example of Program\/Project Types\" style=\"transform: scale(1); transform-origin: 50% 50%; object-position: 50% 50%; object-fit: cover;\" block_context=\"nasa-block\" srcset=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_1_project-types.jpg 1080w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_1_project-types.jpg?resize=289,300 289w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_1_project-types.jpg?resize=768,798 768w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_1_project-types.jpg?resize=986,1024 986w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_1_project-types.jpg?resize=385,400 385w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_1_project-types.jpg?resize=578,600 578w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_1_project-types.jpg?resize=866,900 866w\" sizes=\"(max-width: 1080px) 100vw, 1080px\" \/><\/a><\/figure><figcaption class=\"hds-caption padding-y-2\"><div class=\"hds-caption-text p-sm margin-0\"><strong>Table 3.11-1<\/strong>\u00a0Example of Program\/Project Types<\/div><\/figcaption><\/div><\/div><\/div>\n\n<div id=\"\" class=\"hds-media hds-module wp-block-image\"><div class=\"margin-left-auto margin-right-auto nasa-block-align-inline\"><div class=\"hds-media-wrapper margin-left-auto margin-right-auto\"><figure class=\"hds-media-inner hds-cover-wrapper hds-media-ratio-none \"><a href=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_2_tailoring_example.jpg\"><img loading=\"lazy\" decoding=\"async\" width=\"1080\" height=\"1881\" src=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_2_tailoring_example.jpg?w=1080\" class=\"attachment-2048x2048 size-2048x2048\" alt=\"TABLE 3.11-2 Example of Tailoring NPR 7120.5 Required Project Products\" style=\"transform: scale(1); transform-origin: 50% 50%; object-position: 50% 50%; object-fit: cover;\" block_context=\"nasa-block\" srcset=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_2_tailoring_example.jpg 1080w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_2_tailoring_example.jpg?resize=172,300 172w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_2_tailoring_example.jpg?resize=768,1338 768w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_2_tailoring_example.jpg?resize=588,1024 588w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_2_tailoring_example.jpg?resize=882,1536 882w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_2_tailoring_example.jpg?resize=230,400 230w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_2_tailoring_example.jpg?resize=344,600 344w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_2_tailoring_example.jpg?resize=517,900 517w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11_2_tailoring_example.jpg?resize=689,1200 689w\" sizes=\"(max-width: 1080px) 100vw, 1080px\" \/><\/a><\/figure><figcaption class=\"hds-caption padding-y-2\"><div class=\"hds-caption-text p-sm margin-0\"><strong>Table 3.11-2<\/strong>\u00a0Example of Tailoring NPR 7120.5 Required Project Products<\/div><\/figcaption><\/div><\/div><\/div>\n\n\n<h2 class=\"wp-block-heading\">3.11.6 Approvals for Tailoring<\/h2>\n\n\n\n<p>Deviations and waivers of the requirements for the SE NPR can be submitted separately to the requirements owners or in bulk using the appropriate Compliance Matrix found in NPR 7123.1 Appendix H. If it is a Center that is requesting tailoring of the NPR requirements for standard use at the Center, Appendix H.1 is completed and submitted to the OCE for approval upon request or as changes to the Center processes occur. If a program\/project whose responsibility has been delegated to a Center is seeking a waiver\/deviation from the NPR requirements, the Compliance Matrix in Appendix H.2 is used. In these cases, the Center Director or designee will approve the waiver\/deviation.<\/p>\n\n\n\n<p>The result of this tailoring, whether for a Center or for a program\/project, should also be captured in the next revision of the SEMP along with supporting rationale and documented approvals from the requirement owner. This allows communication of the approved waivers\/deviations to the entire project team as well as associated managers. If an independent assessment is being conducted on the program\/project, this also allows appropriate modification of expectations and assessment criteria. <a href=\"#Table3-11-3\"><strong>Table 3.11-3<\/strong><\/a> provides some examples of tailoring captured within the H.2 Compliance Matrix.<\/p>\n\n\n<div id=\"\" class=\"hds-media hds-module wp-block-image\"><div class=\"margin-left-auto margin-right-auto nasa-block-align-inline\"><div class=\"hds-media-wrapper margin-left-auto margin-right-auto\"><figure class=\"hds-media-inner hds-cover-wrapper hds-media-ratio-none \"><a href=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11-3_compliance_matrix.jpg\"><img loading=\"lazy\" decoding=\"async\" width=\"1080\" height=\"891\" src=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11-3_compliance_matrix.jpg?w=1080\" class=\"attachment-2048x2048 size-2048x2048\" alt=\"Table 3.11-3\u2002Example Use of a Compliance Matrix\" style=\"transform: scale(1); transform-origin: 50% 50%; object-position: 50% 50%; object-fit: cover;\" block_context=\"nasa-block\" srcset=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11-3_compliance_matrix.jpg 1080w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11-3_compliance_matrix.jpg?resize=300,248 300w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11-3_compliance_matrix.jpg?resize=768,634 768w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11-3_compliance_matrix.jpg?resize=1024,845 1024w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11-3_compliance_matrix.jpg?resize=400,330 400w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11-3_compliance_matrix.jpg?resize=600,495 600w, https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/05\/seh_table_3-11-3_compliance_matrix.jpg?resize=900,743 900w\" sizes=\"(max-width: 1080px) 100vw, 1080px\" \/><\/a><\/figure><figcaption class=\"hds-caption padding-y-2\"><div class=\"hds-caption-text p-sm margin-0\"><strong>Table 3.11-3<\/strong>\u00a0Example Use of a Compliance Matrix<\/div><\/figcaption><\/div><\/div><\/div>","protected":false},"excerpt":{"rendered":"<p>One of the fundamental concepts used within NASA for the management of major systems is the program\/project life cycle, which categorizes everything that should be done to accomplish a program or project into distinct phases that are separated by Key Decision Points (KDPs). KDPs are the events at which the decision authority determines the readiness [...]<\/p>\n","protected":false},"author":93,"featured_media":268629,"template":"","meta":{"nasa_hds_core_meta_l10n":"en-US","nasa_hds_core_meta_article_editor":"","nasa_hds_core_meta_article_contacts":[],"nasa_hds_core_meta_article_topic":"","nasa_hds_core_meta_linked_locations":[],"nasa_hds_core_meta_article_related_articles":[],"hds_migrate_meta_pr_release_id":"","hds_migrate_meta_pr_release_type":"","nasa_hds_core_meta_location_x":"","nasa_hds_core_meta_location_y":"","nasa_hds_core_meta_gallery_images":[]},"categories":[],"news-tags":[],"internal-terms":[12700],"coauthors":[9510],"parsely":{"version":"1.1.0","meta":{"@context":"https:\/\/schema.org","@type":"WebPage","headline":"SEH 3.0 NASA Program\/Project Life Cycle","url":"https:\/\/www.nasa.gov\/reference\/3-0-nasa-program-project-life-cycle\/","mainEntityOfPage":{"@type":"WebPage","@id":"https:\/\/www.nasa.gov\/reference\/3-0-nasa-program-project-life-cycle\/"},"thumbnailUrl":"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_figure_3-0_1_spaceflight_lifecycle.jpg?w=150&h=150&crop=1","image":{"@type":"ImageObject","url":"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_figure_3-0_1_spaceflight_lifecycle.jpg"},"articleSection":"General","author":[{"@type":"Person","name":"Garrett Shea"}],"creator":["Garrett Shea"],"publisher":{"@type":"Organization","name":"NASA","logo":"https:\/\/www.nasa.gov\/wp-content\/themes\/nasa\/assets\/images\/nasa-logo.svg"},"keywords":[],"dateCreated":"2019-02-07T03:50:42Z","datePublished":"2019-02-07T03:50:42Z","dateModified":"2023-07-26T19:08:45Z"},"rendered":"<meta name=\"parsely-title\" content=\"SEH 3.0 NASA Program\/Project Life Cycle\" \/>\n<meta name=\"parsely-link\" content=\"https:\/\/www.nasa.gov\/reference\/3-0-nasa-program-project-life-cycle\/\" \/>\n<meta name=\"parsely-type\" content=\"index\" \/>\n<meta name=\"parsely-image-url\" content=\"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_figure_3-0_1_spaceflight_lifecycle.jpg?w=150&h=150&crop=1\" \/>\n<meta name=\"parsely-pub-date\" content=\"2019-02-07T03:50:42Z\" \/>\n<meta name=\"parsely-section\" content=\"General\" \/>\n<meta name=\"parsely-author\" content=\"Garrett Shea\" \/>","tracker_url":"https:\/\/cdn.parsely.com\/keys\/nasa.gov\/p.js"},"read_time":37,"featured_image":{"id":268629,"file":"https:\/\/www.nasa.gov\/wp-content\/uploads\/2019\/02\/seh_figure_3-0_1_spaceflight_lifecycle.jpg","title":"seh_figure_3-0_1_spaceflight_lifecycle","alt":"Spaceflight Lifecycle figure 3.0-1","caption":""},"_links":{"self":[{"href":"https:\/\/www.nasa.gov\/wp-json\/wp\/v2\/reference\/262933"}],"collection":[{"href":"https:\/\/www.nasa.gov\/wp-json\/wp\/v2\/reference"}],"about":[{"href":"https:\/\/www.nasa.gov\/wp-json\/wp\/v2\/types\/reference"}],"author":[{"embeddable":true,"href":"https:\/\/www.nasa.gov\/wp-json\/wp\/v2\/users\/93"}],"version-history":[{"count":23,"href":"https:\/\/www.nasa.gov\/wp-json\/wp\/v2\/reference\/262933\/revisions"}],"predecessor-version":[{"id":625872,"href":"https:\/\/www.nasa.gov\/wp-json\/wp\/v2\/reference\/262933\/revisions\/625872"}],"wp:featuredmedia":[{"embeddable":true,"href":"https:\/\/www.nasa.gov\/wp-json\/wp\/v2\/media\/268629"}],"wp:attachment":[{"href":"https:\/\/www.nasa.gov\/wp-json\/wp\/v2\/media?parent=262933"}],"wp:term":[{"taxonomy":"category","embeddable":true,"href":"https:\/\/www.nasa.gov\/wp-json\/wp\/v2\/categories?post=262933"},{"taxonomy":"news-tags","embeddable":true,"href":"https:\/\/www.nasa.gov\/wp-json\/wp\/v2\/news-tags?post=262933"},{"taxonomy":"internal-terms","embeddable":true,"href":"https:\/\/www.nasa.gov\/wp-json\/wp\/v2\/internal-terms?post=262933"},{"taxonomy":"author","embeddable":true,"href":"https:\/\/www.nasa.gov\/wp-json\/wp\/v2\/coauthors?post=262933"}],"curies":[{"name":"wp","href":"https:\/\/api.w.org\/{rel}","templated":true}]}}