### Home sitingcases all projects


# Status of All Projects

Download this information as an Excel file (144 kb).



## CALIFORNIA ENERGY COMMISSION - ENERGY FACILITY STATUS Power Plant Projects Since 1996, Updated: October 11, 2010

COLOR KEY:
Operational / On Line
Approved

In Review
On-line date is expected to be delayed beyond the date shown.
Expected and disclosed

Planned but undisclosed
On hold or suspended. According to developers, the new on-line date will be determined when the ma rkets are favorable and financing is available.
Project approved but cancelled by applicant or approved and lic ense expired before constructi on began; or proceeding terminate d by Commission.

Projects On Line Arranged by Date On Line Docket Number Status Capacity (MW) Construction Completed (percent) Location Date Approved Construction Start Date Original On-Line

Date Actual On-Line

Date*

1a Sunrise - Texaco & Edison Mission E. 98-AFC-4 Operational 320 100 Kern Co. 12/6/00 12/7/00 7/01 6/27/01

2 Sutter - Calpine 97-AFC-2 Operational 540 100 Sutter Co. 4/14/99 7/1/99 7/01 7/2/01

3 Los Medanos (Pittsburg) - Calpine 98-AFC-1 Operational 555 100 Contra Costa 8/17/99 9/17/99 7/01 7/9/01

4 Wildflower Larkspur - Intergen 01-EP-1 Operational 90 100 San Diego Co. 4/4/01 4/5/01 7/01 7/16/01

5 Wildflower Indigo 1,2&3 - Intergen 01-EP-2 Operational 135 100 Riverside Co. 4/4/01 4/5/01 7/01-9/01 7/26- 9/10/01

6 Drews - Alliance 01-EP-5 Operational 40 100 San Bernardino 4/25/01 4/26/01 9/01 8/15/01

7 Hanford - GWF 01-EP-7 Operational 95 100 Kings Co. 5/10/01 5/11/01 9/01 9/1/01

8 Century - Alliance 01-EP-4 Operational 40 100 San Bernardino 4/25/01 4/26/01 9/01 9/15/01

9 Escondido - Calpeak 01-EP-10 Operational 49.5 100 San Diego Co. 6/6/01 6/7/01 9/01 9/30/01

10 Border - Calpeak 01-EP-14 Operational 49.5 100 San Diego Co. 7/11/01 7/12/01 9/01 10/26/01

Subtotal On Line 2001 1,914

11 Gilroy I, Units 1,2&3 - Calpine 01-EP-8 Operational 135 100 Santa Clara Co. 5/21/01 5/22/01 9/01 Units 1&2: 1/29/02 Unit 3: 2/20/02 

# Pa g e 1 of 9 Status of All Pro j ects

10/12/2010 htt p ://www.ener gy .ca. g ov/sitin g cases/all _p ro j ects.html12 King City - Calpine 01-EP-6 Operational 50 100 Monterey Co. 5/2/01 5/3/01 9/01 1/14/02

13 Delta - Calpine 98-AFC-3 Operational 887 100 Contra Costa 2/9/00 4/1/00 7/02 5/10/02

14 Henrietta Peaker - GWF 01-AFC-18 Operational 96 100 Kings Co. 3/7/02 3/8/02 6/02 7/1/02

15 Moss Landing Unit 1 & 2 - Duke 99-AFC-4 Operational 1,060 100 Monterey Co. 10/25/00 11/28/00 6/02 7/11/02

16 Huntington Beach Unit 3 & 4 - AES 00-AFC-13 Operational 450 100 Orange Co. 5/10/01 5/31/01 11/01 Unit 3: 7/31/02 Unit 4: 8/7/03

17a Valero Cogen. Unit 1 01-AFC-5 Operational 51 100 Solano Co. 10/31/01 11/5/01 6/02 10/18/02
Subtotal On Line 2002 2,729

18 La Paloma - PG&E Natl. Units 1, 2, 3 & 4 98-AFC-2 Operational 1,124 100 Kern Co. 10/6/99 1/1/00 3/02 Units 1&2: 1/10/03 Units 3&4:

3/7/03

19 Los Esteros 1 - Calpine Units 1, 2, 3 & 4 01-AFC-12 Operational 180 100 Santa Clara Co. 7/2/02 Recertified

3/16/05 Under docket

03-AFC-2 7/8/02 5/03 3/7/03

20 High Desert - Constellation 97-AFC-1 Operational 830 100 San Bernardino 5/3/00 5/1/01 7/03 4/22/03

21 Tracy Peaker - GWF 01-AFC-16 Operational 169 100 San Joaquin Co. 7/17/02 7/22/02 4/03 6/1/03

1b Sunrise Comb. Cycle - Texaco & Mission (amendment toapplication: 98-AFC4) 98-AFC-4C Operational 265 100 Kern Co. 11/19/01 12/21/01 6/03 6/1/03

22 Woodland II Combined Cycle - Modesto Irrigation District 01-SPPE-1 Operational 80 100 Stanislaus Co 9/19/01 2/21/02 5/03 6/6/03

23 Blythe I - Blythe Energy, LLC 99-AFC-8 Operational 520 100 Riverside Co. 3/21/01 4/27/01 4/03 7/15/03

24 Elk Hills - Sempra & Oxy 99-AFC-1 Operational 500 100 Kern Co. 12/6/00 6/8/01 12/02 7/24/03

Subtotal On Line 2003 3,668

Subtotal On Line 2004 0

25 Donald Von Raesfeld Power Plant Project (Formerly Pico Power) Combined Cycle - Silicon Valley Power 02-AFC-3 Operational 147 100 Santa Clara Co. 9/9/03 9/10/03 12/04 3/24/2005

26 Pastoria Phase 1, Unit 1, 2 & 3 - Calpine 99-AFC-7 Operational 750 99 Kern Co. 12/20/00 10/3/01 1/03 Unit 1: 5/4/05 Units 2&3:

7/5/05

27 Metcalf - Calpine 99-AFC-3 Operational 600 100 Santa Clara Co. 9/24/01 1/15/02 7/03 5/27/05

28 Kings River Conservation Dist. Peaker 03-SPPE-2 Operational 97 100 Fresno Co. 5/19/04 11/04 5/05 9/19/05 

# Pa g e 2 of 9 Status of All Pro j ects

10/12/2010 htt p ://www.ener gy .ca. g ov/sitin g cases/all _p ro j ects.html29 Magnolia - SoCal Power Authority 01-AFC-6 Operational 328 100 Los Angeles

Co. 3/5/03 7/21/03 5/05 9/22/05

30 Malburg - City of Vernon Combined Cycle 01-AFC-25 Operational 134 100 Los Angeles

Co. 5/20/03 9/11/03 11/05 10/17/05

31a Mountainview Units 3 & 4 - SCE 00-AFC-2 Operational 1,056 100 San Bernardino 3/21/01 9/1/01

Resumed:

3/15/04 6/03 Unit 3: 12/9/05 Unit 4: 1/19/06
Subtotal On Line 2005 3,112

32 SMUD Cosumnes Combined Cycle Phase 1 - SMUD 01-AFC-19 Operational 500 100 Sacramento Co. 9/9/03 9/17/03 6/05 2/24/06

33 Walnut Energy Center - Turlock Irrigation District 02-AFC-4 Operational 250 100 Stanislaus Co 2/18/04 3/15/04 4/06 2/28/06

34 Palomar Escondido - Sempra 01-AFC-24 Operational 546 100 San Diego Co. 8/6/03 6/1/04 3/06 4/1/06

35 Riverside Energy Resource Center Units 1 & 2 - City of Riverside 04-SPPE-1 Operational 96 100 Riverside Co. 12/15/04 2/23/05 6/05 Unit 1: 6/1/06 Unit 2: 7/26/2006

36 Ripon Simple Cycle - MID 03-SPPE-1 Operational 95 100 San Joaquin Co. 2/4/04 10/4/04, Restart 4/1/05 4/05 6/21/06

Subtotal On Line 2006 1,487

37 Bottle Rock Geothermal - U.S. Renewables Group 79-AFC-4C Amendment Operational 17 100 Lake Co. 12/13/06 12/19/06 6/07 10/1/07

38 Roseville Combined Cycle - Roseville 03-AFC-1 Operational 160 100 Placer Co. 4/13/05 8/18/05 12/07 11/5/07

Subtotal On Line 2007 177

39 Niland Peaker - Imperial Irrigation District 06-SPPE-1 Operational 93 100 Imperial Co. 10/11/06 6/25/07 5/08 5/29/08/

Subtotal On Line 2008 93

40 Gateway - PG&E (formerly Contra Costa - Mirant) 00-AFC-1 Operational 530 100 Contra Costa 5/30/01 8/30/01

Resumed:

2/2007 8/03 1/4/09

41a Inland Empire Comb Cycle - GE & Calpine {5} (UNIT 1) 01-AFC-17 Operational 400 100 Riverside Co. 12/17/03 8/29/05 12/05 Unit 1: 1/28/09 400 MW

42 Starwood Midway -Starwood PowerMidway LLC 06-AFC-10 Operational 120 100 Fresno Co. 1/16/08 9/23/08 6/09 5/1/09

43 EIF Panoche - Energy Investors Fund 06-AFC-5 Operational 400 100 Fresno Co. 12/19/07 2/15/08 11/09 7/1/09

44 Otay Mesa - Calpine 99-AFC-5 Operational 590 100 San Diego Co. 4/18/01 Began: 9/10/01

Restart: 6/21/04

Resumed:

5/1/07 7/03 10/3/09 

# Pa g e 3 of 9 Status of All Pro j ects

10/12/2010 htt p ://www.ener gy .ca. g ov/sitin g cases/all _p ro j ects.htmlSubtotal On Line 2009 2,040

41b Inland Empire Comb Cycle - GE & Calpine {5} (UNIT 2) 01-AFC-17 Operational 400 100 Riverside Co. 12/17/03 8/29/05 12/05 Unit 2: 5/3/2010

45 Orange Grove Energy - J Power USA 08-AFC-4 Operational 96 100 San Diego Co. 4/8/09 7/16/2009 12/10 4/10

Blythe I Transmission Line - Blythe Energy, LLC 99-AFC-8C Testing / Energizing

in June 2010 115 kV Transmission Line 100 Riverside Co. 10/11/06 2/23/09 6/07 4/2010

46 Humboldt Bay Generating Station - PG&E 06-AFC-7 Construction Completed In Testing

Phase 163 100 Humboldt Co. 9/24/08 10/11/08 9/09 9/10

Subtotal On Line 2010 659


### ON-LINE TOTAL 15,879

Approved and/or Under Construction(Arranged By OnLine Date) Docket Number Status Capacity (MW) Construction Completed (percent) Location Date Approved Construction Start Date Original On-Line

Date Current On-Line

Date*

1 Riverside Energy Resource Center Expansion, Units 3&4 - City of Riverside 08-SPPE-1 Under Construction 96 90 Riverside Co. 2/25/09 1/4/10 12/09 11/2010

2 Colusa Generation Station - E&L Westcoast 06-AFC-9 Under Construction 660 97 Colusa Co. 4/23/08 7/28/08 5/10 11/2010

3 Lodi Energy Center - Northern California Power Authority 08-AFC-10 Under Construction 255 2 San Joaquin Co. 4/21/10 7/12/2010 ? 5/2012

4 Avenal Energy - Avenal Power Center LLC 08-AFC-1 PreConstruction 600 0 Kings Co. 12/16/09 4/2010 6/12 6/2012

5 Canyon Power Plant - Southern California Power Authority 07-AFC-9 Under Construction 200 15 Orange Co. 12/28/07 4/15/2010 6/10 10/2012

6 El Segundo Repower - Dynegy/NRG {2} 00-AFC-14 Under Construction 630 0 Los Angeles

Co. 2/2/05 11/13/2009 4/07 12/2012

7 Victorville Hybrid (513 MW gas, 50 MW solar) - City of Victorville 07-AFC-1 Preconstruction 563 0 San Bernardino Co. 7/16/08 ? 8/10 2013

8 Russell City - Calpine & GE 01-AFC-7 On Hold 600 0 Alameda Co. 9/11/02

Amendment to

relocate site

10/3/07 ? 12/04 ?

9 El Centro Unit 3 Repower - Imperial Irrigation District{7} Expansion project 06-SPPE-2 On Hold 85 0 Imperial Co. 1/3/07 ? 5/09 ?

10 Hanford CombinedCycle Power Plant (Hanford Energy Peaker Project 01-EP-7C Approved 25 0 Kings Co. 3/24/10 ? ? ? 

# Pa g e 4 of 9 Status of All Pro j ects

10/12/2010 htt p ://www.ener gy .ca. g ov/sitin g cases/all _p ro j ects.htmlExpansion) - GWF Energy LLC

11 Henrietta CombinedCycle Power Plant (Henrietta Energy Peaker Project Amendment) 01-AFC18C Approved 25 0 Kings Co. 3/24/10 ? ? ?

12 GWF Tracy Combined Cycle Power Plant - GWF Energy, LLC 08-AFC-7 Approved 145 0 San Joaquin Co. 3/24/10 ? ? ?

13 Beacon Solar Energy Project - Beacon Solar LLC 2008-AFC2 Approved 250 0 Kern County 8/25/10 ? ? 10/11

14 Marsh Landing - Marsh Landing LLC 2008-AFC3 Approved 930 0 Contra Costa Co. 8/25/10 ? ? ?

15 Abengoa Mojave Solar Project - Mojave Solar LLC 09-AFC-5 Approved 250 0 San Bernardino

Cnty. 9/8/10 ? ? ?

16 Solar Millennium Blythe - Solar Millennium (solar thermal) 09-AFC-6 Approved 1,000 0 Riverside Co. 9/15/10 ? ? ?

17 Ivanpah Solar Tower, Solar Partners/Brightsource 07-AFC-5 Approved 370 0 San Bernardino Co. 9/22/2010 ? ? 12/10 to 12/12 phased online

18 SES Solar Two (Imperial Valley Solar) - Imperial Valley Solar LLC 08-AFC-5 12-mo. AFC 709 0 Imperial Co. 9/29/2010 ?

19 Genesis Solar Energy Project - NextEraTM Energy (solar thermal) 09-AFC-8 12-month AFC 250 0 Riverside Co. 9/29/2010

Approved and/or Under Construction Subtotal 7,667

Approved & On Hold - Not Under Construction(Arranged By OnLine Date) Docket Number Status Capacity (MW) Construction Completed (percent) Location Date Approved Construction Start Date Original On-Line

Date Current On-Line

Date*

1 Morro Bay - L.S. Power {1} 00-AFC-12 On Hold 1,200 0 San Luis Obispo 8/2/2004 Note:Commission

decision not finalized pending

NPDS permit. On Hold On Hold On Hold

2 Tesla Combined Cycle - FPL 01-AFC-21 On Hold 1,120 0 Alameda Co. 6/16/04 On Hold On Hold On Hold

3 Los Esteros 2 Combined Cycle - Calpine 03-AFC-2 On Hold 140 0 Santa Clara Co. 10/11/06 On Hold On Hold

4 Pastoria Phase 2 Expansion Project - simple cycle addition - Calpine 05-AFC-1 On Hold 160 0 Kern Co. 11/8/06 On Hold On Hold

5 Walnut Creek Energy Park - Edison Mission Energy 05-AFC-2 On Hold 500 0 Los Angeles

Co. 2/27/08 On Hold ? On Hold

6 East Altamont - Calpine 01-AFC-4 On Hold 1,100 0 Alameda Co. 8/20/03 8/2011 7/05 On Hold 

# Pa g e 5 of 9 Status of All Pro j ects

10/12/2010 htt p ://www.ener gy .ca. g ov/sitin g cases/all _p ro j ects.html7 Black Rock 1, 2, and 3 Geothermal Power Project (Formerly Salton Sea Geothermal) {4} 02-AFC-2 On Hold 215 0 Imperial Co. 12/17/03 On Hold 1/06 On Hold See 2002- AFC-02C

major amendment under projects in

review

8 San Francisco Reliability Project - City of SF 04-AFC-1 On Hold 145 0 San Francisco 10/3/06 On Hold 12/08 On Hold

9 Blythe II Combined Cycle - Blythe Energy, LLC 02-AFC-1 On Hold 520 0 Riverside Co. 12/14/05 On Hold On Hold

Subtotal Approved and "Available" for Construction 5,100

A San Joaquin Valley Energy Center - Calpine 01-AFC-22 Approval Expired 1/14/09 1,087 0 Fresno Co. 1/14/04 n/a 1/06 Approval Expired 1/14/09

B Three Mountain - Covanta 99-AFC-2 Approval Expired 5/16/06 500 0 Shasta Co. 5/16/01 n/a 12/03 Approval Expired 5/16/06

C Western MidwaySunset - Mission 99-AFC-9 Approval Expired 500 0 Kern Co. 3/21/01 n/a 7/03 Approval Expired 3/21/06

D United Golden Gate Phase 1 - El Paso 00-AFC-5 Approval Expired 51 0 San Mateo Co. 3/7/01 n/a 7/01 Approval Expired

E Pegasus Energy - Delta Power 01-EP-9 Cancelled 181 0 San Bernardino 6/6/01 Cancelled Cancelled Cancelled

F Chula Vista 2 - Ramco 01-EP-3 Cancelled 62 0 San Diego Co. 6/13/01 Cancelled Cancelled Cancelled

G Hanford Energy Park - GWF {3} 00-SPPE-1 Cancelled 99 0 Kings Co. 4/ 11/01 Cancelled Cancelled Cancelled

H Valero Cogen. (Unit 2) (see Unit 1 - # 17a in "On Line" section) 01-AFC-5 Not built and License Expired 51 37 Solano Co. 10/31/01 11/5/01 12/02 Not built and License Expired
Subtotal Approved but Will Not Be Built 2,531
Subtotal Approved AND Not Under Construction 7,631



### APPROVED TOTAL 28,848

Projects Not Approved Docket Number Process Capacity (MW) Project Type Location Date Filed Decision Date
Eastshore Energy Center - Eastshore Energy, LLC / Tierra Energy 06-AFC-6 12-mo. AFC 116 Brown Field Alameda Co. 9/22/06 PROJECT DENIED 10/8/08

MMC Chula Vista Expansion - MMC Energy Inc. 07-AFC-4 12-mo. AFC 100 Brown Field Replacement San Diego Co. 8/10/07 PROJECT DENIED 6/17/09



### DENIED TOTAL 216 

# Pa g e 6 of 9 Status of All Pro j ects

10/12/2010 htt p ://www.ener gy .ca. g ov/sitin g cases/all _p ro j ects.htmlProjects in Review (Arranged Alphabetically ) Docket Number Process Capacity (MW) Project Type Location Date Filed Estimated Decision

Date Estimated On-line Date**

1 Almond 2 Peaker Project - Turlock Irrigation District 09-AFC-2 12-month AFC 174 Green Field Stanislaus Co. 5/11/09 6/2010 ?

2 Black Rock 1, 2, and 3 Geothermal Power Project (Amendment to decrease size of original project from 215 to 159 MW) - Cal Energy 02-AFC-2C Major Amendment 159* Greenfield Imperial Co. 3/13/2009 ? ?

3 Calico Solar - Calico Solar LLC (Formerly SES Solar One) (solar Sterling engine) 08-AFC-13 12-month AFC 850 Green Field San Bernardino Co. 12/2/08 ? 2014

4 Carlsbad - NRG 07-AFC-6 12-mo. AFC 558 Brown Field San Diego Co. 9/14/07 ? 7/10

5 Clean Hydrogen Energy California - Hydrogen Energy International LLC 08-AFC-8 12-mo. AFC 390 Brown Field Kern Co. 7/31/08

Revised AFC filed 5/28/09 ? ?

6 CPV Vaca-Station - CPV Vacaville LLC 08-AFC-11 12-month AFC 660 Green Field Solano Co. 11/18/08 ?

7 El Segundo Power Redevelopment Projects (Dry Cooling Amendment) - NRG 00-AFC14C Amendment [560]
MW includedunder 200-AFC14 approved 2/2/05 Brown Field Los Angeles

Co. 6/22/07 ? 6/10

8 Hybrid Gas-Solar - City of Palmdale (555 MW gas, 62 MW solar) 08-AFC-9 12-mo. AFC 617 Green Field Los Angeles

Co. 8/4/08 ? 2013

9 Mariposa Peaker Project - Diamond Energy 09-AFC-3 12-month AFC 200 Green Field Alameda Co. 6/15/09

10 Oakley Generating Station (formerly Contra Costa) 09-AFC-4 12-month AFC 624 Green Field Contra Costa Co. 6/30/09

11 Pio Pico Energy Center - Pio Pico Energy Center LLC 10-AFC-1 12-month AFC 300 Green Field San Diego Co. 6/30/10

12 Rice Solar Energy Project (solar thermal) - Rice Solar Energy LLC / SolarReserve LLC 09-AFC-10 12-month AFC 150 Green Field Riverside Co. 10/21/09 ? ?

13 San Joaquin Solar 1 & 2 (solar thermal & biomass hybrid) - San Joaquin Solar LLC 08-AFC-12 12-month AFC 106.8 Green Field Fresno Co. 11/26/08 12/2009 5/2011

14 Sentinel Peaker - Competitive Power Ventures (CPV) 07-AFC-3 12-mo. AFC 850 Green Field Riverside Co. 6/26/07 ? 7/10

15 Solar Millennium Palen - Solar 09-AFC-7 12-month AFC 500 Green Field Riverside Co. 8/24/09 

# Pa g e 7 of 9 Status of All Pro j ects

10/12/2010 htt p ://www.ener gy .ca. g ov/sitin g cases/all _p ro j ects.htmlMillennium (solar thermal)

16 Sun Valley Energy Project (simple cycle/peaker) - Edison Mission Energy 05-AFC-3 12-mo. AFC 500 Green Field Riverside Co. 12/1/05 ? 10/10

17 Watson Cogeneration Steam and Electric Reliability Project 09-AFC-1 12-mo. AFC 85 Brown Field Los Angeles

Co. 3/19/09 3/10 3/11

18 Willow Pass Generating Station - Mirant 08-AFC-6 12-mo. AFC 550 Brown Field Contra Costa Co. 6/30/08 ? 7/12

a San Gabriel Generating Station - Reliant 07-AFC-2 12-mo. AFC [656] Brown Field San Bernardino Co. 4/13/07 Suspended During Review Suspended During Review

b Solar Millennium Ridgecrest - Solar Millennium (solar thermal) 09-AFC-9 12-month AFC [250] Green Field Kern Co. 9/1/09 Suspended During Review Suspended During Review



### UNDER REVIEW TOTAL (Excludes Suspended) 

### 7,273.8

Projects Announced (Arranged By Estimated Filing Date) Process Capacity (MW) Project Type Location Estimated Filing Date

1 Trilobyte - PG&E 12-month AFC 750 Green Field San Bernardino Co. 10/09

2 SES Solar Three - SES Solar Three LLC/Stirling Energy (solar Sterling engine) 12-month AFC 550 Green Field San Bernardino Co. 12/09



### ANNOUNCED TOTAL 1,300

NOTES: DEFINITIONS:

Bold text in table identifies a change from the previous report. Green Field - undeveloped site

* Estimated on-line date if construction is not delayed. Brown Field - developed site

** Estimated on-line date if approved and constructed as proposed. Expansion - New unit at existing power pl ant site, no loss of existing generation

Projects in italics are emergency siting projects. Repower - Modification of existing equipment
Megawatts in [ ] are not included in totals. Replacement - Demolition of old plant and construction of new plant

{1} 1002 MW replaced with 1200 MW for a net increase of 198 MW On Hold indicates the applicant has suspended work.

{2} 339 MW replaced with 630 MW for a net increase of 291 MW Suspended indicates the committ ee has suspended the proceeding. 

# Pa g e 8 of 9 Status of All Pro j ects

10/12/2010 htt p ://www.ener gy .ca. g ov/sitin g cases/all _p ro j ects.html{3} Calpine has received Commission approval to amend the project to add "duct firing," thereby increasing the total generating capacity from 510 to 590 MW.
{4} Project approved but withdrawn and replaced by Hanford-GWF peaker (01-EP-7).
{5} Total MW includes 130 MW amendment approved 6/22/05.
{6} Calpine needs to obtain a new or amended Commission decision for a new location for the Russell City Project (01-AFC-7) approved September 11, 2002, but since "on hold."
{7} El Centro project (06-SPPE-2) is repower of 44 MW Unit 3 at Imperial Irrigation District El Centro Generating Station with 128 MW new facility, for a net increase of 84+ MW.
MW for projects withdraw n, cancelled or expired are not included in total available for possible construction.



### Conditions of Use | Privacy Policy Decisions Pending and Opportunities for Public Participation

Copyright © 1994-2010 California Ener gy Commission, All Rights Reserved State of California, Arnold Schwarzenegger, Governor



### Last Modified: 10/11/10 

# Pa g e 9 of 9 Status of All Pro j ects

10/12/2010 htt p ://www.ener gy .ca. g ov/sitin g cases/all _p ro j ects.html