SANTA: MOM:CT

ALTER NTRSTIE SPACE RFSEARCH TEST FACILITY

Buildings 7525 and 1871

• IMIONSEPOPE

What is the mission of WECO with regard to SA EC or more specifically SAFSP?

•

If UNIVAC doesn't move, what is the impact? It must be something

stronger than deferring a demolition schedule. •

SpAce

Justify the total lab requirement for WECO and why ip two locatione?

6444r- Is INC. entatlaitt. k 'Mir weft kle*D

What is the functional interrelationship of the three individual lab

rooms (ABC) on the first floor of Bldg 7525? Then what is the interrelatimnship the lfth in Bldg 1873. with 1040 in Bldg 7525?

What specifically is the source of the requirement for a security

interface?

•

What is WECO going to do in the remaining High Bey area, other than

that portion involved in Phase 2?

•

7. What is the significance of the Phase I required date of 1 tiov 717

If not met, what is the mission impact?

• •

How many contractor personnel will occupy each area (offices and

labs)? Will Air Force personnel also be housed in these modified

. buildings? What are the corresponding areas in SF for theme.

personnel?

• What is the significance of the Phase II required date of 1 Hay 72?

If not met, what is the mission impact?

10. With regard to the admin and engineering office areas, what are the

contents of the AFCI4D letters which evidently contain the detail

requirements?

11. What is the justification for the PAchine Shop?

What is the justification for the two 40011. motor-generating sets?

Is there one (NO set) on hand for installation in Bldg 1871?

Where is the guidance component overhaul (which was formerly ProYlded at the North Carolina plant) conducted today? Why can't it

-continue there?

•

Provide more detail on the UNIVAC mission.

Has the opportunity for housing of contractors in permanent facilities been made possible by a ledaminon effect created b5 use of the

HOL complex?
1. W. :stern Electric Comper-o s (WECO) miszion is to mainf4 4 - and operate tho

ground guidance stations in support of the d46 programs. They

arc under contract to SAPS? to perform this effort. No. direct relationship

to SANTEC. •

UNIVAC's mission is to maintain and operate the computers for the ground

guidance stations in support of the 846 programs and to provide

computer software for various other activities. Their activity is one that

must "dovetail" with that of WECO. Locating UNIVAC away from WECO, by

allowing them to remain in their present location, could impact one or more

of the programs they support.

WECO has 3 labs on vArs at thi present time.

•

"Test Pee" where spare components are cycled and tested.

"Research and Development! where changes are developed, tested and

Implemented.

c. "Airborne Guidance Components" vbere airborne components are checked

prior to installation in the booster.

Each of these has been in operation since the inception of the spa* programs

at VAFB. Until such time as the guidance requirements change, the labs are

required. The contractor suggested that by placing the Airborne Component

Checkout Lab to Bldg 1871 it could save time and possibly funds. The labs

in 7525 are not directly related to the Airborne Lab. These Labs combined

support the launcheo.for the above mentioned programs.

Answered in 3.

Comdr 6595th STW

WECO will have only 1/4 of the Ni -Bay area less paint booth. Their

machine shop and warehouse will be located in that area.

If the 1 Nov 71 date is not met, SP will have to extend the operation

of their lab on the East Coast until the area is ready. They vill not take
:.ht risk of operating wilh..t an immediate overhaul

8. UNIVAC Office area - 63 people.

MECO office area - 67 people.

"Jk! Lab - 2 perm up to 5 on tests.

Latc - 1 perm up to 7 on tests.

Lab - 3 perm up to 10 on tests.

No AY personnel planned for area.

Office area 165 sq ft per person .J•srac..

Office area 159 sq ft per person. h&c&

9. 1 May 1972 is consolidation of MECO/UNIVAC activities. Impact be

continued higher cost of operation and program coordination impairment.

10. Copies can be provided - They 'hoer detailed. requirements on

drawings/sketches.

Progan . requirenent for either repairinfusufature. r 5.0 AO/ O, P

Labs required near perfect 400 R poueroree.

Still in North Carolina per SP-7C.

lh. See item 2.

15. No - Plans were underway for many months.

/101

te eVeLdVerilYle

•

t$ eat". 1-co./ ejea•.7 /14.-sY. 1=1

eliwur era

Wei // id' /10