NRO APPROVED FOR 

RELEASE 1 JULY 2015 

QPPPQPZ 7F 7V‘ 

100010Z ZFF-1 

BT 

XXXXX 

507 

T O P SE ET 100008Z JUN 69 

I MMED IATE 

DOR IAN SECUR. 

FOR MESSAGE CENTER. PL ACE ONE REPEAT ONE COPY OF THIS MESSAGE 

IN A SEALED ENVELOPE AND DELIVER ONLY TO GEN BLEYMA IER. DESTORY ALL 

OTHER COPIES, TAPES, CARBONS, ETC. NOTIFY BY SERV ICE MESSAGE TO 

WI-EN ABOVE HAS BEEN COMPLETED. 

EYE'S ONLY GEN BLEYMA fER FROM GEN STEWART. THERE FOLLOWS FINAL GUIDANCE 

AND 0 IRECT ION RE Mil PROGRAM TERMINATION (NOTE; THIS MESSAGE AMENDS SOME 

PREVIOUS GUIDANCE) . 

PART 1. MCDONNELL-DOUGLAS HUNT I NGTON BEACH. TERMINATE ALL IN- HOUSE 

AND SUB- CONTRACTOR ACTIVITIES EX CEPT FAIRCHILD-HILLER (WASTE: MANAGEMENT), 

HAMILTON- STANDARD (ECLS) , AND IBM (COMPUTER), DIRECT MCDONNELL-DOUGLAS 

TO ISSUE STOP-WORK NOT ICES TO THOSE TWEE SUB-CONTRACTORS AND ADVISE 

THEM THAT ADD IT IONAL D IRECT ION WILL BE FORTHCOMING IN TWO WEKS. 

PART 2. MCDONNELL-DOUGLAS AT ST. LOUIS. TERMINATE ALL MOL ACTIVITIES. 

PART3. MART IN AND ALL TITAN I I IM ASSOCIATES. TERMINATE ALL MOL ACT IVI S. 

PART 4. GENERAL ELECTRIC. TERMINATE ALL CLEARLY UNIQUE MANNED-SYSTEM 

IN- HOUSE AND SUBCONTRACTOR ACTIVITIES. THIS INCLUDES SUCH ITEMS AS THE 

ATE; ALL S I MILAT ION EFFORT; THE SL IDE VIEWER AND CUE- PROJECT ION SYSTENtT 
NRO APPROVED FOR 

RELEASE 1 JULY 2015 

PAGE 2 CITE 

/s,, ALL AGE/AVE AND EXCHANGE HARDWARE PECULIAR TO THE MANNED SYSTEM, ETC. 

ADD IT !MALL Y, GE SHOULD BE DIRECTED TO IMMEDIATELY REDUCE CONTINUING 

IN- HOUSE AND SUB- CONTRACTOR ACT IV ITES AND WORK FORCES SO THAT TOTAL 

EXPENDITURES DO NOT EXCEED A RATE OF $4 MILLION PER MONTH. 

PART 5. EASTMAN KODAK. TERMINATE ALL CLEARLY ~UNIQUE MANNED- SYSTEM 

IN- HOUSE AND SUB- - CONTRACTOR ACTIVITIES. THIS INCLUDES SUCH ITEMS AS 

THE VISUAL OPTICS; THE PROCESSOR AND VIEWER; EXCHANGE AND TRAINING 

HARDWARE RELATED TO MAN; DATA RETURN CONTAINERS, ETC. ADD IT !ORALLY EK 

SHOULD BE DIRECTED TO UMMED IATEL Y REDUCE CONTINUING IN- HOUSE AND 

SU8CONTRACTOR ACTIVITIES AND WORK-FORCES SO THAT TOTAL EXPENIII TURERS 

DO NOT EXCEED A RATE OF $ 5 MILLI ON PER MONTH. 

• PART 6. CREW-'RELATED. I SSURE STOP- WORK NOTIFICATIONS TO HAM ILTON-STANDARD 

(PRESSURE SUIT) AND WHIRLPOOL (FEEDING SYSTEM) . INDICATE ADDITIONAL 

INSTRUCT IONS WILL FOLLOW IN TWO WEEKS. TERMINATE ALL OTHER 'CREW7 

RELATED ACTIVITIES. 

PART 7. SCF. DIRECT SCF TO ISSUE A STOP- WORK NOT ICE ON ALL INHOUSE AND CONTRACTOR MO CAT IV IT IES. ADDITIONAL INSTRUCT IONS WILL BE 

PROVIDED WITHIN 3 07 60 DAYS. 

PART8. SOFTWARE. ISSUE A .STOP-WORK NOTICE TO. TRW. INDICATE ADDITIONAL 

INSTRUCT IONS WILL BE PROVIDED. IN TWO WEEKS. 

PART 9. MIL ITARY CONSTRUCTION. PRESENT CONSTRUCTION PHASE OF a.C- 6 

PAGE 3 CTE 10357151"1"-&-&-&-E-L-- 

SHOULD ONLY BE COMPLETED TO EXTENT THAT " MOTHBALL ING" I S REASONABLE. ALL 

OTHER CONSTRUCTION SHOULD BE STOPPED, IF REASONABLE, AND " fulOTHBALLED-7, - , • 

• ,1:7".‘41,i 

PART 10. APPROPRIATE INSTRUCT IONS AND/ OR NOTIFICATIONS SHOULD BE 

1 

ISSUED TO ALL SYSTEMS OFFICE CONTRACTORS AT OR IMMEDIATELY BEFORE 

103 0 AM COST, JUNE 10. I 
NRO APPROVED FOR 

RELEASE 1 JULY 2015 

1969 

9 pμ9 12 

SAFSS 

-7M 

RG ALL TAKEN CARE F 

KKKZCZCFTC932/100105Z 

BT 

XxXXX 

718 

--8-4-44-1-1-1001042 MAY 69 CIT CHARGE SVC 031 

SECUR 

REF 1035. GEN BLEYMAIER PICKED UP 

ONE COPY AND WITNESSED DESTRUCTION OF 

ALL TAPES AND OTHER COPIES AT 1001037. 

S E C 

BT 

NN 

N 

N