Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 1 of 18

Report on Abandoned Mine Land 

Reclamation Economic Development Pilot 

Program (AML Pilot Program)

for FY 2016 – FY 2017

Prepared by the Office of Surface Mining

Reclamation and Enforcement (OSMRE)
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 2 of 18

I. Introduction and Background 

The Abandoned Mine Land Reclamation Economic Development Pilot Program (AML Pilot) for 

FY 2016 was authorized by Congress under the Consolidated Appropriations Act, 2016 (Public 

Law 114-113) and enacted on December 18, 2015. Administered by the Office of Surface Mining 

Reclamation and Enforcement (OSMRE), the AML Pilot provided $30 million of US Treasury 

Funds to each of the three Appalachian state AML Programs (Kentucky, Pennsylvania and West 

Virginia) which have the highest amount of unfunded coal-related problems that are classified as 

Priority 1 and Priority 2 abandoned mine lands sites and inventoried in the Enhanced Abandoned 

Mine Land Inventory System (e-AMLIS). The AML Pilot funds are to be used “for the reclamation 

of abandoned mine lands in conjunction with economic and community development and reuse 

goals”. This report describes implementation actions for the AML Pilot.

II. Implementation of the AML Pilot Program

OSMRE facilitated a meeting on February 24, 2016, in West Virginia with state AML Program staff 

from Kentucky, Pennsylvania and West Virginia to obtain input on the implementation on the AML 

Pilot Program. A second meeting was held on March 16, 2016, in Lexington, Kentucky to solicit 

input from additional stakeholders on the AML Pilot. OSMRE also participated in workshops with 

economic development organizations convened by the Appalachian Regional Commission (ARC) 

in the three states to provide information about the AML Pilot Program and to encourage state and 

local economic developers to identify opportunities to align and leverage their efforts with AML 

reclamation projects.

OSMRE released the Final AML Pilot Guidance Document to stakeholders on May 2, 2016. This 

guidance document was developed by OSMRE to assist the states in their selections of projects. 

The guidance document outlined general criteria by which potential projects should be evaluated for 

eligibility and successful selection, as well as suggested means by which projects could meet the 

economic and community development nexus criteria. The guidance document can be viewed at: 

www.osmre.gov/programs/AML/pilotProgramGuidance.pdf

Between June and September 2016, OSMRE awarded $30 million in AML Pilot grants to each of 

the three eligible states. The three states utilized diverse approaches to solicit project applications 

for the AML Pilot funds. On August 4, 2016, OSMRE celebrated the first AML Pilot project to 

break ground with an event at the Ehrenfeld Economic Development Project in Pennsylvania, which 

involved the cleanup of a coal refuse waste pile.
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 3 of 18

III. Current Status of Projects by State: 

As of March 17, 2017, OSMRE has completed its review of 28 project applications submitted by 

the three state AML Programs and is currently reviewing two projects from Kentucky. Applications 

are reviewed on a rolling-basis to efficiently provide feedback to each state. OSMRE has confirmed 

that 26 of the 28 completely reviewed projects meet the eligibility criteria to receive AML Pilot 

funds and has granted preliminary approval. Outlined below are the 26 projects preliminarily 

approved for AML Pilot funds which include: 6 in Kentucky, 14 in Pennsylvania, and 6 in West 

Virginia. Based on the requested amounts for AML Pilot funding for these selected project 

proposals, all three state AML Programs are at or near their $30 million threshold in AML Pilot 

grants.

At many of the proposed project sites that have received OSMRE’s preliminary approval for AML 

Pilot funding, construction and other field-related activities have not yet commenced due to several 

factors, including applicants working with their state and local development authorities to secure 

other private and public funding; finalizing design and planning approvals/permits; resolving land 

acquisitions; and addressing access issues. In addition, applicants continue to work with the state 

AML programs to prepare and submit a scope of work to OSMRE that includes: site-specific 

details; project timelines; and completed environmental documents, such as those needed to support 

compliance with the National Environmental Policy Act (NEPA). Once this informational package 

is submitted to OSMRE, the Bureau will review and grant final approval based on the site-specific 

information and compliance with NEPA requirements followed by issuance of an authorization to 

proceed (ATP). The ATP allows each state AML program to award contracts and subcontracts for 

the expenditure of AML Pilot funds. To date, 13 of the 26 preliminarily approved AML Pilot 

projects have received OSMRE’s ATP to begin construction and other field activities. Of these, 

seven projects have commenced work on-site.

Kentucky

Kentucky received project proposals for the AML Pilot Program from local and state government 

entities and submitted a total of 10 projects. Six have received preliminary approval by OSMRE 

and awarded a portion of the $30 million. Two projects are currently under OSMRE review and the 

remaining two projects were not approved. Applicants were referred to other potential funding 

sources that better align with the projects’ objectives.

Located across six counties in eastern Kentucky, the six approved AML Pilot projects include two 

outdoor recreation/conservation/education projects, two industrial improvement projects, and two 

professional development/training projects. Projects were selected for AML Pilot funding based on 

their potential to create long-term economic benefits in local coal communities. These projects will 

result in estimated outcomes that include: increased tourism attracting over 600,000 visitors to the 

region; workforce training for over 225 students annually; opportunities for educational outreach 

activities to over 100,000 participants; over $139 million in generated revenue; the reclamation of 

34 miles of public trails; 3,000 new jobs created; and broader impacts that will yield infrastructure 

development, stronger local businesses, and restoration of public lands. In addition, the pilot 

projects have the potential to leverage an additional $3 for every $1 of AML Pilot Program funding 

from public and private economic development funds. Additional information can be found through 

the Kentucky Energy and Environment Cabinet at the following link: www.eec.ky.gov
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 4 of 18

Appalachian Wildlife Center 

Status: Preliminary OSMRE approval 

Location: Bell County 

Requested AML Pilot Funding: $17 million

Additional Funding: $1.8 million awarded by ARC though the POWER 2016 Federal Funding 

Opportunity and $8.2 million committed by other project partners

AML Site Info: Priority 3 unreclaimed and previously reclaimed 

Project Partners: KY Department of Fish and Wildlife Resources, Bluegrass International Fund, 

Appalachian Regional Commission, Asher Land & Minerals Co., Monsanto, Jamieson 

Construction, and Cumberland Surety 

The Appalachian Wildlife Center comprises 246 acres and is the most extensive project proposal in 

Kentucky approved for AML Pilot funding. Its centerpiece is the construction of a visitor center 

that features the largest elk restoration and viewing effort in the United States and is projected to 

bring $124 million into the regional economy. The facility will include: a visitor center with a 

museum and theater, auto tour loop, trails over 19 square miles, and a wildlife and nature preserve 

on 12,000 acres of previously mined land. Scheduled to open in 2019, this project is expected to 

attract over 600,000 annual visitors, directly reach over 100,000 students in the region as part of its 

educational program, and spur future growth and diversification of the local economy. The Wildlife 

Center will directly employ 94 people at well-paying salaries and will result in the indirect creation 

of over 2,000 regional jobs. 

Map of preliminarily approved projects for the AML Pilot Program in Kentucky
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 5 of 18

East Kentucky Advanced Manufacturing Institute (eKAMI)

Status: Preliminary OSMRE approval

Location: Johnson County

Requested AML Pilot Funding: $2.5 million

AML Site Info: Priority 3 adjacent AML lands

Project Partners: Kentucky Cabinet for Economic Development, Shaping Our Appalachian Region, 

One East Kentucky, Eastern Kentucky Concentrated Employment Program, Lockheed Martin, and 

Vincennes University

The East Kentucky Advanced Manufacturing Institute (eKAMI) is located adjacent to abandoned 

mine lands and will operate and maintain a training center that provides a computer numeric 

controlled (CNC) training program in advanced manufacturing. The center will train up to 100 

students annually to industry-recognized skill certification. The immediate beneficiaries include:

students (many former coal industry employees) and regional employers seeking qualified CNC 

machinists.

Harlan Wood Products Project

Status: Preliminary OSMRE approval

Location: Harlan County

Requested AML Pilot Funding: $2.5 million

Additional Funding: $10.5 million from Harlan Wood Products LLC

AML Site Info: Priority 3 previously reclaimed

Project Partners: Harlan Wood Products LLC

This project will construct the infrastructure, road access, and water storage facilities for the new 

Harlan Wood Products production center that will produce wood pellets to be sold as biomass fuel. 

Approximately 75,000 tons of wood pellets will be produced annually at this facility for export to 

international markets. The site is located on a reclaimed abandoned mine land site. This project will 

directly employ 30 to 35 people and result in approximately 60 new indirect jobs. The project 

proposal requests $2.5 million from the AML Pilot and will leverage an additional $10.5 million 

from Harlan Wood Products, LLC.

Impact Outdoor Adventure

Status: Preliminary OSMRE approval

Location: Clay County

Requested AML Pilot Funding: $500,000

AML Site Info: Priority 3 unreclaimed and previously reclaimed

Project Partners: Operation UNITE, Clay County Industrial Board

Impact Outdoor Adventures, a non-profit organization, proposes to create an Outdoor Adventure 

Park for mountain bikes adjoining 15 miles of existing trails. This project will include an archery 

center and a horse barn and equine center on a 47 acre tract donated by the Clay County Industrial 

Board. The completed project will employ 4 to 5 people in permanent positions with the potential 

for more while increasing the number of annual visitors to the area.
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 6 of 18

Lineman Training

Status: Preliminary OSMRE approval

Location: Leslie County

Requested AML Pilot Funding: $1.2 million

AML Site Info: Priority 3 adjacent AML lands

Project Partners: Hazard Community & Tech College and Big Sandy Community & Tech College

This project will establish an electrical lineman training program at the Kentucky Community and 

Technical College System (KCTCS). Workers would be trained for use of fiber optics and splicing 

of dark fiber. The field lab for the training program is located adjacent to AML sites and it will be 

utilized for practical training experience. The project is expected to train 125 people (primarily

displaced former coal miners) and generate $15 million in wages over five years.

Marion Branch Industrial Park Project

Status: Preliminary OSMRE approval

Location: Pike County

Requested AML Pilot Funding: $5 million

Additional Funding: $43.5 million from national and regional investors

AML Site Info: Priority 3 unreclaimed and previously reclaimed

Project Partners: KY Transportation Cabinet, US Army Corps of Engineers, US Department of 

Commerce Economic Development Administration, US Housing and Urban Development 

Community Development Block Grant, SF Loan (pending), ARC Grant (pending), USDA Rural 

Development Loan and Grant Program

This project invests in digital technology infrastructure development near existing AML projects to 

further develop the Marion Branch Industrial Park. Planned work includes a 50,000 sq. ft. industrial 

building, a broadband conduit, and foundation fill. Tens of millions of dollars have already been 

committed from other sources and are currently being utilized on the ground. The infrastructure 

provided by the project will attract small and large companies to the area, resulting in a stronger 

local economy and long term stability of the community. Project developers expect to attract over 

1000 additional well-paying jobs to the area, and to stabilize the tax base of local communities.

South Fork Elk View Waterline and Campground Project

Status: Under review for preliminary OSMRE approval

Location: Breathitt County

Requested AML Pilot Funding: $1.9 million

Project Partners: Kentucky River Area Development District, Breathitt County Water District

This project plans to construct a water supply line to the elk viewing area located on HWY 1098.

Additionally, hydrants, storage tanks, a pump station and a campground with bathhouse and 

playground will also be constructed. It is estimated to initially create 10 – 15 jobs and increase 

economic development through adventure tourism.
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 7 of 18

Royalton Trail Town Development

Status: Under review for preliminary OSMRE approval

Location: Magoffin County

Requested AML Pilot Funding: $1.9 million

AML Site Info: Priority 3 unreclaimed

Project Partners: Royalton Trail Town Inc., Kentucky Office of Adventure Tourism, Kentucky 

Department of Travel, Kentucky Department of Parks

This project involves the construction of campgrounds, recreation areas, and support facilities in 

support of users of the Dawkins Line Rail Trail in order to encourage tourism. The project will 

support further business creation/development in the area directly impacted by trail users.

Pennsylvania 

Fourteen projects have each been awarded a portion of $30 million to reclaim abandoned mine 

lands (AML) across 10 counties in Pennsylvania. These projects were selected for funding based 

on their potential to create long-term economic benefits in the coal communities in which they are 

located. The selected projects include five surface mine reclamation projects, three acid mine 

treatment projects, two water supply replacement projects, remediation of two coal refuse piles and 

an underground mine fire. These projects will result in estimated outcomes that include: more than 

600 residential homes and businesses benefiting from upgraded or new water supply systems; 

hundreds of acres of reforestation and restoration of public lands; significant stream water quality 

improvements and restored fisheries; and increased tourism through public trail development and 

mining heritage preservation. The 14 pilot projects have the potential to leverage an additional $4 

for every $1 of AML Pilot Program funding from other abandoned mine land and abandoned mine 

drainage funds and/or public and private economic development funds. Additional information can 

be found through the Pennsylvania Department of Environmental Protection at the following link: 

www.dep.pa.gov
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 8 of 18

Ehrenfeld Coal Refuse Pile Reclamation Project

Status: OSMRE final approval - ATP issued, Project commenced in July 2016

Location: Cambria County

Requested AML Pilot Funding: $3.5 million

Additional Funding: $22.5 million from traditional Title IV AML funds to address physical hazards 

and $575,000 from other sources

AML Site Info: Priority 2 and Priority 3 unreclaimed

Project Partners: Forest Hills Regional Alliance, Rosebud Mining Company, Pristine Resources 

Inc., Cambria County Conservation District, Stoneycreek-Conemaugh River Improvement Project, 

Community Foundation for the Alleghenies, Office of Surface Mining, South Fork & Ehrenfeld 

Boroughs, Croyle Township, American Chestnut Foundation

The AML Pilot funding will be used to complete reclamation of the 3.2 million ton abandoned 

Ehrenfeld Coal Refuse Pile. The coal refuse material will be excavated, hauled away, blended with 

alkaline material, and disposed of. This will result in the elimination of severe on-site erosion, offsite sedimentation, and a source of acid mine drainage runoff. Approximately 62 acres of mine 

impacted land will be restored, providing developable land within the city limits of Ehrenfeld. 

Forty dislocated coal miners will be provided employment during project construction. Outdoor 

recreation is enhanced via convenient access to the Johnstown Flood Memorial Rails to Trails

system.

Map of preliminarily approved projects for the AML Pilot Program in Pennsylvania

Airport Authority World Trade 

Center Business Park

Allegheny County

Spaces Corners South

Waterline Extension

Armstrong County

Point Stadium Discharge and 

Mine Drainage Treatment 

Cambria County

Ehrenfeld Refuse Pile

Cambria County

Tresckow/Beaver Brook Surface 

Mine Restoration 

Carbon & Schuylkill Counties

Black Dog Hollow Coal Refuse 

Pile Reclamation

Washington County

Powderly Creek 

Underground Mine Fire 

Lackawanna County Sproul State Forest Surface 

Mine Restoration

Armstrong County

Pine Grove North/Lawrence 

Township Waterline

Clearfield County

Tamaqua City Revitalization

and Improvement Zone

Schuylkill County

Bowman’s Shaft, Pioneer Tunnel 

Mine Preservation 

Schuylkill County

Green Mountain/Audenried Tunnel

Discharge

Schuylkill & Luzerne Counties

Eckley/Hazleton Rail 

Trail/Hazel Creek Cleanup

Luzerne County

Pittsburgh Botanic Garden

Allegheny County
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 9 of 18

Airport Authority World Trade Center Business Park 

Status: OSMRE Final Approval - ATP issued, Project commenced in November 2016 

Location: Allegheny County 

Requested AML Pilot Funding: $500,000

Additional Funding: $517,000 from traditional Title IV AML funds to address physical hazards 

and $31 million from other sources 

AML Site Info: Priority 2 and Priority 3 unreclaimed 

Project Partners: Pittsburgh International Airport, Allegheny County Airport Authority 

Excavator working at the Ehrenfeld Abandoned Mine Reclamation Project

 Photo Credit: U.S. Dept. of the Interior
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 10 of 18

This project will reclaim more than 54 acres of abandoned mine land, including two dangerous 

highwalls. Economic benefits include the creation of the Pittsburgh International Airport World 

Trade Center, office space, research and development facilities, a 400-room hotel/convention 

center, and up to six corporate airplane hangars. The project is projected to employ more than 

1,200 construction workers, create 7,000 direct and indirect permanent positions, and generate $250 

million in private investment.

Black Dog Hollow/Fredericktown Coal Refuse Pile Reclamation Project

Status: OSMRE Final Approval - ATP issued

Location: Washington County

Requested AML Pilot Funding: $2 million

Additional Funding: $3 million from traditional Title IV AML funds to address physical hazards

AML Site Info: Priority 2 unreclaimed and previously reclaimed

Project Partners: East Bethlehem Township, Hobo Ventures Inc.

This project will complete reclamation of the abandoned Fredericktown Coal Refuse Pile which is 

located within 500 feet of 60 homes. The 45-acre coal refuse pile, which has steep, unstable slopes 

and severely eroded channels, will be regraded to create more stable slopes. It will also be 

compacted and capped with clean alkaline fill to allow for successful revegetation and recreational 

use as a public park. Portions of the site will be made available for future industrial development

and plans are underway to establish a Recreational and Greenspace Public Park Development area 

to promote recreational use and tourism.

Bowman’s Shaft, Pioneer Tunnel Mine Headframe & Hoist Preservation Project

Status: OSMRE Final Approval - ATP issued, Project commenced in December 2016

Location: Schuylkill County

Requested AML Pilot Funding: $50,000

Additional Funding: $119,000 from traditional Title IV AML funds to address physical hazards

AML Site Info: Priority 1, 2 and 3; unreclaimed and previously reclaimed

Project Partners: Ashland Community Enterprises, SDL Construction, Keystone Anthracite

This project will paint and erect a salvaged headframe and hoisting drum to exhibit at the Pioneer 

Tunnel Tourist Coal Mine and Museum in Ashland Borough, PA. The mining artifacts were 

recovered from the North Mahanoy Colliery, Park No. 1 Shaft in 2015. The exhibit will increase 

tourism and educate visitors about the heritage of anthracite mining. The museum will 

accommodate approximately 30,000 guests each season.

Eckley/Hazleton Rail Trail/Hazel Creek Cleanup

Status: OSMRE Final Approval - ATP issued, Project commenced in November 2016

Location: Luzerne County

Requested AML Pilot Funding: $2 million

Additional Funding: $800,000 from traditional Title IV AML funds to address physical hazards

AML Site Info: Priority 2 and Priority 3 unreclaimed

Project Partners: Greater Hazleton Partnership, Greater Hazleton Chamber, PA Dept. of 

Conservation and Natural Resources, PennDOT
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 11 of 18

This project will reclaim a 70-acre abandoned surface mine with 2,500 linear feet of dangerous 

highwall. Additionally, it will reconstruct wetlands and 3,200 feet of stream. The project will 

facilitate an extension of the Greater Hazleton Rails to Trails system to connect with the Eckley 

Miner’s Village Historic Park, and improve 7 miles of streams in Hazel Creek and Black Creek 

making them available for fishing and other recreational uses. This will increase tourism to the 

area, which currently has over 35,000 annual visitors, and create opportunities for more visitor 

attractions for fishing, hiking, and sightseeing. Based on the 7 miles of improved stream, the yearly 

economic benefit is estimated at $230,000.

Green Mountain Discharge/Audenreid Tunnel Discharge

Status: Preliminary OSMRE approval

Location: Schuylkill & Luzerne Counties

Requested AML Pilot Funding: $2.5 million

Additional Funding: $9.5 million from traditional Title IV AML funds to address physical hazards

AML Site Info: Priority 2 previously reclaimed

Project Partners: Community Area New Development Organization, Eastern Middle Anthracite 

Regional Recovery, Eastern Pennsylvania Coalition for Abandoned Mine Reclamation, Schuylkill 

County Conservation District, Catawissa Creek Restoration Association, Hazleton City Authority, 

Natural Land Trust, Butler Enterprises, Schuylkill/Columbia County Conservation Districts, 

Catawissa Creek Restoration Association, Hazelton Environmental, Schumacher Engineering

This project will treat the mine water discharge from the Green Mountain Tunnel and improve the 

treatment of water from the Audenreid Tunnel. This will result in the restoration of 24 miles of 

Catawissa Creek for recreation use, as well as deliver potable water to the Hazleton City Authority 

that will increase the available safe yield of the area’s water supply. Additionally, geothermal 

energy will be recovered from the raw water for cooling and heating the water treatment buildings.

Pine Grove North/Lawrence Township Waterline Extension Project

Status: Preliminary OSMRE approval

Location: Clearfield County

Requested AML Pilot Funding: $2 million

Additional Funding: $800,000 from traditional Title IV AML funds to address physical hazards

AML Site Info: Priority 1 and Priority 2 unreclaimed

Project Partners: Lawrence Township & Clearfield Municipal Authority

This project will construct a 9-mile waterline extension to service 96 homes and businesses in 

Lawrence Township which currently have wells/water supplies that are impacted or degraded by 

former surface and underground coal mining operations. The waterline extension will provide 

potable water to a rural area and increase the potential for industrial development, new single family 

dwellings, and small businesses.
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 12 of 18

Pittsburgh Botanic Garden

Status: OSMRE Final Approval - ATP issued, Project commenced in February 2017

Location: Allegheny County

Requested AML Pilot Funding: $500,000

Additional Funding: $216,040 from traditional Title IV AML funds to address physical hazards

AML Site Info: Priority 2 and Priority 3 unreclaimed and previously reclaimed

Project Partners: Allegheny County, Pennsylvania Infrastructure Investment Authority, Office of 

Surface Mining, North Fayette Township, American Chestnut Foundation

This project will address a dangerous highwall, mine subsidence and acid mine drainage while 

expanding the Pittsburgh Botanic Garden. When completed, the Pittsburgh Botanic Garden will 

include 18 distinct gardens, a visitor’s center, an amphitheater for outdoor concerts and 

performances, and serve as a center for botanic research. It is expected to attract millions of visitors 

annually, estimated to create 1,200 jobs and as much as $88 million in revenue within 10 years of 

operation.

Point Stadium Discharge, Mine Drainage Treatment & Mine Pool Geothermal Project

Status: OSMRE Final Approval - ATP issued

Location: Cambria County

Requested AML Pilot Funding: $2 million

Additional Funding: Undetermined financial support from project partners

AML Site Info: Priority 3 unreclaimed

Project Partners: Conemaugh Hospital, Foundation for PA Watersheds, Stoneycreek-Conemaugh 

River Improvement Project, Cambria County Conservation District, Pennsylvania Environmental 

Council, Lift Johnstown, Penelec Sustainable Energy Fund, eCap Network, City of Johnstown

This project will improve two miles of stream impacted by acid mine drainage and treat or eliminate 

discharge from Point Stadium in downtown Johnstown. This project will either provide treatment 

of the discharge or use the treated water and/or the mine pool as an industrial water supply or as a 

geothermal energy source. Public facilities in Johnstown could use the geothermal energy to 

effectively reduce their heating and cooling costs.

Powderly Creek NE Underground Mine Fire and Economic Development Project

Status: OSMRE Final Approval - ATP issued, Project commenced in August 2016

Location: Lackawanna County

Requested AML Pilot Funding: $2 million

Additional Funding: $8 million from traditional Title IV AML funds to address physical hazards

AML Site Info: Priority 1, 2 and 3 unreclaimed and previously reclaimed

Project Partners: Landowner, Carbondale City, Carbondale Enterprise Development Zone

This project will extinguish the Powderly Creek underground mine fire just outside Carbondale.

Additional AML features adjacent to the mine fire area will be reclaimed in order to create 

conditions suitable for future commercial/industrial development. Air quality will improve with the 

extinguishment of the fire and a total of 108 acres of AML will be reclaimed. Once completed, 

over 100 acres of previously undevelopable land will be available for future use. The property is 

within two miles of two separate interchanges from Route 6 which is attractive for commercial or 

industrial facilities. There is also the potential for residential expansion to increase the tax base of 

Carbondale. The additional lands will allow for more athletic fields or parks to increase the quality 

of life in economically depressed communities.
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 13 of 18

Spaces Corners South/Rayburn Township Waterline Extension Project

Status: OSMRE Final Approval - ATP issued, Project commenced in October 2016

Location: Armstrong County

Requested AML Pilot Funding: $640,000

AML Site Info: Priority 2 unreclaimed

Project Partners: Rayburn Township Joint Municipal Authority, Pennsylvania Infrastructure 

Investment Authority

The Rayburn Township Joint Municipal Authority will construct a 9-mile waterline to 160 

residences, of which 118 have wells or water supplies impacted by abandoned mine land runoff.

Project completion will stabilize the local tax base, and increase the potential for industrial and 

small business development and the construction of new single family homes.

Powderly Mine Underground Fire Site – Photo Credit: Pennsylvania Department of Environmental Protection
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 14 of 18

Sproul State Forest/Fran Contracting Surface Mine Restoration Project

Status: OSMRE Final Approval - ATP issued

Location: Clinton County

Requested AML Pilot Funding: $3.5 million

Additional Funding: $4 million from traditional Title IV AML funds to address physical hazards

AML Site Info: Priority 3 unreclaimed

Project Partners: Department of Conservation & Natural Resources, Kettle Creek Watershed 

Association, Trout Unlimited, East Keating & Noyes Townships, Western Clinton Sportsman Club, 

PA Fish & Boat, Bureau of Forestry (Sproul State Forest), American Chestnut Foundation

This project will reclaim the Camp Run No. 2 AML site in Sproul State Forest and restore water 

quality in the Rock and Camp Run tributaries of Cooks Run. Acid forming materials will be

excavated and removed or treated on site to neutralize acidity. The reclaimed site will be reforested 

to bring the land and water back to pre-mining conditions, allowing residents and visitors to hunt, 

fish, hike, sightsee, and use ATVs.

Tamaqua City Revitalization and Improvement Zone

Status: Preliminary OSMRE approval

Location: Schuylkill County

Requested AML Pilot Funding: $3.6 million

Additional Funding: Undetermined financial support from project partners

AML Site Info: Priority 2 and Priority 3 unreclaimed and previously reclaimed

Project Partners: City, County, PA Department of Community & Economic Development, PennDot, 

Schuylkill Headwaters, St. Luke's Hospital, Lehigh Anthracite/BET Associates, Tamaqua City 

Revitalization and Improvement Zone Authority, Tamaqua Area Community Partnership, Tamaqua 

Industrial Development Enterprises

This project is proposed to remove AML refuse piles and re-grade approximately 19 acres for use as

a riparian/park setting (including a part of a proposed rail-trail system). An existing haul road will 

be improved and will later become a segment of the planned Tamaqua Bypass to directly alleviate

traffic congestion and improve access to the area, which will spur new economic growth. Future 

economic use of the area as part of a broad feasibility study includes a cancer treatment center, 

meeting and conference space, and geothermal infrastructure.

Tresckow/Beaver Brook Surface Mine Restoration Project

Status: OSMRE Final Approval - ATP issued

Location: Carbon & Schuylkill Counties

Requested AML Pilot Funding: $5 million

Additional Funding: $7 million from traditional Title IV AML funds to address physical hazards

AML Site Info: Priority 1, 2 and 3 unreclaimed and previously reclaimed

Project Partners: Community Area New Development Organization, PennDot, Tresckow, Kline 

Twp Authority

This project will backfill several strip pits using mine spoil materials obtained on-site to reclaim 298 

acres for future industrial and commercial development. A dedicated access road will also be 

constructed to the McAdoo Industrial Park. The project will relocate and significantly upgrade a 

Kline Township Municipal Authority water line to provide enhanced and reliable water service to 

400 residential customers in the village of Tresckow.
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 15 of 18

West Virginia

OSMRE has preliminarily approved a total of six projects from West Virginia for the AML Pilot 

Program. The six projects include two food production projects, two industrial park projects, and 

two water supply replacement projects. These projects will result in estimated outcomes that 

include: new or upgraded water supplies that serve more than 200 homes and businesses; the 

installation of 17.3 miles of new waterline and 1,500 linear feet of new infrastructure (e.g. utilities, 

roadways); the creation of over 2,400 new full-time jobs in the region; the construction of three new 

building pads for future businesses; and reforestation and restoration of public lands totaling 250 

acres. Additional information can be found though the West Virginia Department of Environmental 

Protection at the following link: www.dep.wv.gov

Several of these projects have been delayed in the wake of the catastrophic floods that devastated 

many communities in West Virginia in June of 2016. The 6 approved pilot projects have the 

potential to leverage an additional 0.50 cents for every $1 of AML Pilot Program funding from

public and private economic development funds.

Map of preliminarily approved projects for the AML Pilot Program in West Virginia
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 16 of 18

Golden Delicious Apple Project (Patriot Gardens)

Status: Preliminary OSMRE approval

Location: Nicholas and Webster Counties

Requested AML Pilot Funding: $5.3 million

Additional Funding: $2.5 million from other sources

AML Site Info: Priority 2 and Priority 3 unreclaimed

Project Partners: West Virginia National Guard, Central Appalachia Empowerment Zone, USDA, 

Pardee Natural Resources, West Virginia State University Extension, ERP Compliant Fuels

The Golden Delicious Apple Project is the most extensive project proposal in West Virginia

approved for AML Pilot funding. The West Virginia National Guard will partner with multiple 

organizations to reintroduce the Golden Delicious Apple Tree to Nicholas and Webster Counties 

and set up a series of fruit tree orchards on abandoned mine lands to diversify the local economy.

This project will plant and maintain approximately 97,000 trees and construct a 50,000 square feet 

processing and storage facility, commercial greenhouses, and a research station. Based on projects 

of this type in other states, it can be projected that approximately 550 full-time permanent jobs may 

be associated with the project when in full production.

Aquaponics on an AML site

Status: Preliminary OSMRE approval

Location: Mingo County

Requested AML Pilot Funding: $3.6 million

Additional Funding: $25,000 in-kind, $75,000 local, and $120,000 from other Federal funds

AML Site Info: Priority 1, 2 and 3 unreclaimed

Project Partners: Mingo County Redevelopment Authority, Coalfield Development (Refresh 

Appalachia and Rewire Appalachia.)

The Mingo County Redevelopment Authority will partner with Refresh Appalachia to develop an 

advanced aquaponic systems. This system will produce commercial quantities of fish and

vegetables while utilizing renewable energy and safe free mine water for facility power and 

temperature regulation. Jobs projected to be directly created include 13 full-time employees 

(primarily in food production and distribution jobs) and 80 temporary employees (e.g. construction 

jobs, solar technicians). Indirect benefits include serving 15 clients via university collaborations, 

educational outreach, and the potential to conduct business with over 1000 customers and 10 

suppliers.

Crickmer Waterline Extension

Status: OSMRE Final Approval - ATP issued

Location: Fayette County

Requested AML Pilot Funding: $829,591

AML Site Info: Priority 2 unreclaimed

Project Partners: ARC Region 4, Danese Public Service District, E.L. Robinson Engineering Co.

The Danese Public Service District will provide water service to 23 customers by installing 4.3

miles of various waterlines because wells in the area have been impacted by pre-law mining 

practices. This project will provide clean water to homeowners which will help to stabilize the local 

tax base and improve property values.
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 17 of 18

I-79 Technology Park 

Status: Preliminary OSMRE approval

Location: Marion County

Requested AML Pilot Funding: $4 million

Additional Funding: $575,000 from the traditional AML funds to address the environmental 

hazards and an additional $12 million from private and public sources

AML Site Info: Priority 1, 2 and 3 unreclaimed

Project Partners: High Technology Foundation, NOAA, Marion County Commission, Triad 

Engineering, March-Westin Company, First Energy Corporation, Orange Construction, Zayo Group

The Marion County Commission will extend the existing road infrastructure in the I-79 Technology 

Park. The road expansion will make industrial-sized building pads more accessible for use. The 

scope of the work will include engineering services, subsurface investigation and stabilization, 

earthwork, storm drainage construction, erosion and sediment control, paving, and extension of 

utilities. When completed, the project will have constructed 11 building pads and 10,000 linear feet 

of utilities (e.g. roadways, power lines) which will attract Federal anchors to the area. It is also 

projected to create 5,700 full-time, permanent jobs.

Highland Mountain Waterline Extension

Status: OSMRE Final Approval - ATP issued

Location: Fayette County

Requested AML Pilot Funding: $3.1 million

AML Site Info: Priority 2 unreclaimed

Project Partners: ARC Region 4, Danese Public Service District, E.L Robinson Engineering Co.

The Danese Public Service District will install 13 miles of various waterlines, a pressurized tank,

and an 88,000 gallon storage tank. This project will provide clean water to approximately 188 

homeowners which will help to stabilize the local tax base and improve property values.

Sullivan Industrial Park

Status: Preliminary OSMRE approval

Location: Raleigh County

Requested AML Pilot Funding: $12 million

Additional Funding: $50,000 from other sources

AML Site Info: Priority 2 unreclaimed

Project Partners: Beaver Coal Company, WV National Guard, Raleigh County Commission

The Sullivan tract is a 230 acre AML site with two unreclaimed highwalls. In conjunction with the 

remediation and development of the site, an additional 10 acres will be donated to the West Virginia 

National Guard (WVNG) to create a flagship site for the Guard's Special Repair Program. This 

program currently employs dozens of workers that win projects from the Department of Defense to 

repair and maintain assets. The end use will be an industrial park in close proximity to I-64 and I -

77 that could attract industrial and defense related business to the area. It is projected the WVNG 

will create 250 full-time civilian jobs within 5 years of project completion.
Prepared by the OSMRE Program Support Directorate March 28, 2017 Page 18 of 18

IV. Summary

In the first year of the AML Pilot Program, OSMRE has seen interest from public and private 

stakeholders and funders to align and expand the scope of economic and community development 

projects in conjunction with AML Pilot investment. Each state AML program has been encouraged 

to collaborate with its respective state and local economic development authorities and local 

communities to identify and fund projects with the greatest potential for economic development. 

OSMRE has also encouraged states to work with local organizations engaged in comprehensive 

strategic community or regional development.