December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 1 of 112

Report on Abandoned Mine Land Reclamation 

Economic Development Pilot Program 

(AML Pilot Program) for FY 2016 - FY 2019 

Prepared by the Office of Surface Mining

Reclamation and Enforcement (OSMRE)

Estimated Total Cost to Develop and Produce this Report - $21,000 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 2 of 112

I. Introduction and Background 

As of November 30, 2019, the Abandoned Mine Land Reclamation Economic Development Pilot 

Program (AML Pilot) has been authorized by Congress for four fiscal years (FY 2016, FY 2017, FY 

2018, and FY 2019) with the purpose of reclamation of abandoned mine lands in conjunction with 

economic and community development and reuse goals. The Office of Surface Mining 

Reclamation and Enforcement (OSMRE) administers the AML Pilot program and provides eligible 

states and tribes with AML Pilot Grants and guidance1

1 Guidance for Project Eligibility Under the Abandoned Mine Land Reclamation Economic Development Pilot Program.

(AML Pilot Guidance Document)

on project eligibility criteria and reporting 

requirements.

The AML Pilot Program for FY 2016 was enacted by the Consolidated Appropriations Act, 2016 

(Public Law 114-113) on December 18, 2015. It provided $90 million of US Treasury Funds ($30 

million each) to the three Appalachian state AML Programs (Kentucky, Pennsylvania and West 

Virginia) (Figure 1) which have the highest amount of unfunded coal-related problems that are 

classified as Priority 1 and Priority 2 abandoned mine lands sites and inventoried in the Enhanced 

Abandoned Mine Land Inventory System (e-AMLIS). For FY 2016, OSMRE reviewed 37 Pilot 

project applications submitted by states and determined that 2 do not meet the AML Pilot eligibility 

criteria. As of November 30, 2019, OSMRE had issued preliminary approval2

2 Preliminary approval from OSMRE confirms that a project is eligible to receive AML Pilot funds based on the criteria 

described in the AML Pilot Guidance Document. 

 to 35 projects 

confirming their eligibility to receive FY 2016 AML Pilot funds (Kentucky – 10 projects, 

Pennsylvania – 17 projects, and West Virginia – 8 projects) (Figure 2). Subsequently, five of these 

preliminarily approved projects were tabled by the state. As of the same date, the status of the 

remaining 30 preliminarily approved projects was as follows: 1 project with OSMRE’s preliminary 

approval, 1 project with OSMRE’s authorization to proceed (ATP) allowing them to begin 

construction and other field activities, 19 projects had commenced work on-site, and 9 projects had 

been completed (Figure 4). 

The FY 2017 AML Pilot was enacted on May 5, 2017, under the Consolidated Appropriations Act, 

2017 (Public Law 115-31). It provided $105 million of US Treasury Funds to the six Appalachian 

states with the highest amount of unfunded coal-related problems. The three states with the highest 

amount of unfunded coal-related problems each received $25 million (Kentucky, Pennsylvania and 

West Virginia) and the three Appalachian states with the subsequent highest amount of unfunded 

coal-related problems each received $10 million (Alabama, Ohio, and Virginia) (Figure 1). For FY 

2017, OSMRE received 56 Pilot project applications, 2 of which did not meet the AML Pilot 

eligibility criteria. As of November 30, 2019, OSMRE has issued preliminary approval to 54 

projects confirming their eligibility to receive FY 2017 AML Pilot funds (Kentucky – 12 projects, 

Pennsylvania – 13 projects, West Virginia – 11 projects, Alabama – 3 projects, Ohio – 10 projects, 

and Virginia – 5 projects) (Figure 2). Subsequently, six of these preliminarily approved projects 

were tabled by the state. As of the same date, the status of the remaining 48 preliminarily approved

projects was as follows: 8 projects with OSMRE’s preliminary approval, 18 projects with

OSMRE’s ATP, 21 projects had commenced work on-site, and 1 project had been completed 

(Figure 5). 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 3 of 112

The FY 2018 AML Pilot was enacted on March 23, 2018, under the Consolidated Appropriations 

Act, 2018 (Public Law 115-141). It provided $115 million of US Treasury Funds to the six 

Appalachian states with the highest amount of unfunded coal-related problems and three tribes with 

AML Programs. The three Appalachian states with the highest amount of unfunded coal-related 

problems each received $25 million (Kentucky, Pennsylvania and West Virginia). The three 

Appalachian states with the subsequent highest amount of unfunded coal-related problems each 

received $10 million (Alabama, Ohio, and Virginia). The three tribes with AML Programs each 

received $3.33 million (Crow Tribe Hopi Tribe, and Navajo Nation) (Figure 1). For FY 2018, 

OSMRE received 57 projects, 1 of which did not meet the AML Pilot eligibility criteria. As of 

November 30, 2019, OSMRE was reviewing 12 projects (6 of which are included in this report) and 

had issued preliminary approval to 44 projects confirming their eligibility to receive FY 2018 AML 

Pilot funds (Kentucky – 5 projects, Pennsylvania – 16 projects, West Virginia – 11 projects, Ohio – 

4 projects, Virginia – 7 projects, and Navajo Nation – 1 project) (Figure 2). Subsequently, two of 

these preliminarily approved projects were tabled by the state. As of the same date, the status of the 

remaining 42 preliminarily approved projects was as follows: 32 projects with OSMRE’s 

preliminary approval, 8 projects with OSMRE’s ATP, and 2 projects had commenced work on-site

(Figure 6). 

The FY 2019 AML Pilot was enacted on February 15, 2019, under the Consolidated Appropriations 

Act, 2019 (Public Law 116-6). It provided $115 million of US Treasury Funds to the six 

Appalachian states with the highest amount of unfunded coal-related problems and three tribes with 

AML Programs. The three Appalachian states with the highest amount of unfunded coal-related 

problems each received $25 million (Kentucky, Pennsylvania and West Virginia). The three 

Appalachian states with the subsequent highest amount of unfunded coal-related problems each 

received $10 million (Alabama, Ohio, and Virginia). The three tribes with AML Programs each 

received $3.33 million (Crow Tribe Hopi Tribe, and Navajo Nation) (Figure 1). For FY 2019, 

OSMRE received 3 projects. As of November 30, 2019, OSMRE was reviewing two projects (not 

included in this report) and has issued preliminary approval to one project from the Navajo Nation 

to use FY 2019 AML Pilot funds (Figure 7).

This report describes the process (Figure 3) and implementation actions (Sections 3, 4, 5, and 6) for 

the AML Pilot Program as of November 30, 2019.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 4 of 112

KY PA WV AL OH VA Crow Tribe Hopi Tribe Navajo Nation

Figure 1: Appropriated AML Pilot Funding (Millions of Dollars)
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 5 of 112

Number of Projects

KY PA WV AL OH VA Crow Tribe Hopi Tribe Navajo Nation

Figure 2: AML Pilot Projects with OSMRE Preliminary Approval
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 6 of 112

1. Congress 

announces annual 

AML Pilot funding 

as part of annual 

Appropriations 

Law

2. OSMRE informs 

eligible states/tribes 

that they will receive 

AML Pilot funds and 

allocations are made 

to each state/tribe

3. State/Tribe works 

with partners to 

compile and assess 

potential projects to 

submit to OSMRE 

for vetting

6. State/Tribe gathers 

environmental 

information for 

OSMRE to complete 

a NEPA analysis

4. OSMRE reviews 

projects submitted by 

state/tribe to 

determine eligibility 

criteria are met in 

accordance with 

OSMRE’s Guidance 

Document

10. State/Tribe 

spends AML Pilot 

funds on 

construction

12. AML Pilot 

Project Completed

7. OSMRE reviews 

environmental 

information and 

issues a NEPA 

decision document 

(ROD or FONSI)

9. OSMRE reviews 

ATP request and 

issues ATP approval

5. OSMRE issues 

preliminary approval

8. State/Tribe 

submits a request for 

OSMRE’s 

Authorization to 

Proceed (ATP)

11. State/Tribe 

reports on 

performance 

measures for Annual 

Pilot Report and 

Annual Grant Report

Figure 3: AML Reclamation

Economic Development Pilot Process
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 7 of 112

II. Current Status of Projects by Fiscal Year and State and Tribe

As of November 30, 2019, OSMRE reviewed and issued preliminary approval (based on eligibility 

criteria) to 134 AML Pilot project applications submitted by the state/tribal AML Programs (35 

projects for FY 2016, 54 for FY 2017, 44 for FY 2018, and 1 for FY 2019). AML Pilot project 

applications are reviewed on a rolling-basis to efficiently provide feedback to each state and tribe. 

OSMRE has confirmed that 121 of the 134 reviewed projects are currently active and are moving 

forward in their use of AML Pilot funds. The 13 remaining projects have been tabled by the state or 

project applicant for various reasons (e.g. to secure additional funds, pending negotiations with 

partners, or withdrawn application). Funds projected for each Pilot project are subject to change 

based on the needs of the project and the program.

Outlined below are 6 projects (1 in Kentucky and 5 in Alabama) under OSMRE review requesting 

FY 2018 Pilot funds and 134 projects preliminarily approved for AML Pilot funds which include: 

27 in Kentucky (10 in FY 2016, 12 in FY 2017, and 5 in FY 2018), 46 in Pennsylvania (17 in FY 

2016, 13 in FY 2017, and 16 in FY 2018), 30 in West Virginia (8 in FY 2016, 11 in FY 2017, and 

11 in FY 2018), 3 in Alabama (for FY 2017), 14 in Ohio (10 in FY 2017 and 4 in FY 2018), 12 in 

Virginia (5 in FY 2017 and 7 in FY 2018) and 2 in the Navajo Nation (1 in FY 2018 and 1 in FY 

2019). Based on the projected amounts for AML Pilot funding for these selected project proposals, 

all six state and three tribal AML programs are at or near their grant threshold for each AML Pilot 

grant. 

Once an AML Pilot project has received OSMRE’s preliminary approval, project proponents may

continue working with their state, tribal, and local development authorities to secure other private 

and public funding, finalize design and planning approvals/permits, resolve land acquisitions (if 

applicable), and address access issues. Before utilizing AML Pilot funds, project proponents work 

with the state/tribal AML programs to prepare and submit a scope of work to OSMRE that includes: 

site-specific details, project timelines, and completed environmental documents [such as those 

needed to support compliance with the National Environmental Policy Act (NEPA)]. Once this 

informational package is submitted to OSMRE, the Bureau will review and grant final ATP 

approval based on the site-specific information and compliance with the OSMRE NEPA Handbook. 

The ATP allows each state/tribal AML program to make subawards and contracts for the 

expenditure of AML Pilot funds. As of November 30, 2019, the status of the 121 active 

preliminarily approved projects was as follows: 42 projects with OSMRE’s preliminary approval, 

27 projects with OSMRE’s ATP, 42 projects had commenced work on-site, and 10 projects had 

been completed.

III. Implementation of the FY 2016 AML Pilot Program

OSMRE facilitated a meeting on February 24, 2016, in West Virginia with state AML Program staff 

from Kentucky, Pennsylvania and West Virginia to obtain input on the implementation on the AML 

Pilot Program. A second meeting was held on March 16, 2016, in Lexington, Kentucky to solicit 

input from additional stakeholders on the AML Pilot. OSMRE also participated in workshops with 

economic development organizations convened by the Appalachian Regional Commission (ARC) 

in the three states to provide information about the AML Pilot Program and to encourage state and 

local economic developers to identify opportunities to align and leverage their efforts with AML 

reclamation projects.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 8 of 112

OSMRE released the FY 2016 AML Pilot Guidance Document to stakeholders on May 2, 2016. 

That guidance document was developed by OSMRE to assist the states in their selections of 

projects. The guidance document outlined general criteria by which potential projects should be 

evaluated for eligibility and successful selection, as well as suggested means by which projects 

could meet the economic and community development nexus criteria. 

Between June and September 2016, OSMRE awarded the FY 2016 AML Pilot grants ($30 million 

to each Kentucky, Pennsylvania and West Virginia). On August 4, 2016, OSMRE celebrated the 

first AML Pilot project to break ground with an event at the Ehrenfeld Economic Development 

Project in Pennsylvania, which involved the cleanup of a coal refuse waste pile to provide 62 acres 

of developable land within the city limits of Ehrenfeld. Between November 30, 2018 and 

November 30, 2019, eight projects using FY 2016 Pilot funds were completed for a total of nine 

(Figure 4). 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 9 of 112

0

2

4

6

8

10

12

14

16

18

KY PA WV

Number of Projects

Preliminary Approval ATP Construction Started Project Completed Tabled

Figure 4: Status of FY 2016 AML Pilot Projects
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 10 of 112

FY 2016 Kentucky 

As of November 30, 2019, Kentucky had submitted a total of 12 projects to use FY 2016 Pilot 

funds. Two of those projects did not meet the AML Pilot eligibility criteria and applicants were 

referred to other potential funding sources that better aligned with the project’s objective. OSMRE

issued preliminary approval for the other 10 projects, 1 of which was been tabled by Kentucky. The 

nine remaining projects are currently active and have been awarded a portion of the $30 million 

from the FY 2016 AML Pilot grant for KY. If applicable, changes in active projects and revisions 

to pilot funding requests from the previous Pilot Report are marked as an “Update” for each project 

in the list below. 

Located across nine counties in eastern Kentucky, the nine active FY 2016 AML Pilot projects 

include six outdoor recreation/conservation/education projects, one industrial improvement projects, 

and two professional development/training projects. Projects were selected for AML Pilot funding 

based on their potential to create long-term economic benefits in local coal communities. These 

projects will result in estimated outcomes that include: increased tourism attracting over 600,000 

visitors to the region; workforce training for over 225 students annually; opportunities for 

educational outreach activities to over 100,000 participants; over $140 million in generated revenue; 

construction of over 45 miles of public trails; directly and indirectly create over 3,000 new jobs; and 

broader impacts that will yield infrastructure development, stronger local businesses, and restoration 

of public lands. In addition, the pilot projects have the potential to leverage an additional $2 for 

every $1 of AML Pilot Program funding from public and private economic development funds. 

Additional information can be found through the Kentucky Energy and Environment Cabinet.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 11 of 112

Map of active projects in Kentucky receiving FY 2016 AML Pilot funds
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 12 of 112

Appalachian Wildlife Center

Status: Preliminary OSMRE approval (8/26/16) - OSMRE final approval ATP issued (5/1/18) - 

Construction started (5/30/18) 

Location: Bell County, Kentucky

Requested AML Pilot Funding: $12.5 million

Additional Funding: $1.8 million awarded by ARC through the POWER 2016 Federal Funding 

Opportunity and $8.2 million committed by other project partners

AML Site Info: Priority 3 unreclaimed and previously reclaimed 

Project Partners: KY Department of Fish and Wildlife Resources, Bluegrass International Fund, 

Appalachian Regional Commission, Asher Land & Minerals Co., Monsanto, Jamieson 

Construction, and Cumberland Surety 

The Appalachian Wildlife Center comprises 246 acres and is the most extensive project proposal in 

Kentucky approved for AML Pilot funding. Its centerpiece is the construction of a visitor center 

that features the largest elk restoration and viewing effort in the United States and is projected to 

bring $124 million into the regional economy. The facility will include: a visitor center with a 

museum and theater, auto tour loop, trails over 19 square miles, and a wildlife and nature preserve 

on 12,000 acres of previously mined land. Scheduled to open in 2021, this project is expected to 

attract over 600,000 annual visitors, directly reach over 100,000 students in the region as part of its 

educational program, and spur future growth and diversification of the local economy. The Wildlife 

Center will directly employ 94 people at well-paying salaries and will result in the indirect creation 

of over 2,000 regional jobs. 

Rendering of the future Appalachian Wildlife Center Building

East Kentucky Advanced Manufacturing Institute (eKAMI) (Phase 1) 

Status: Preliminary OSMRE approval (9/14/16) - OSMRE final approval ATP issued (4/19/17) - 

Construction started (5/16/17) 

Location: Johnson County, Kentucky

Requested AML Pilot Funding: $2.5 million

AML Site Info: Priority 3 unreclaimed

Project Partners: Kentucky Cabinet for Economic Development, Shaping Our Appalachian Region, 

One East Kentucky, Eastern Kentucky Concentrated Employment Program, Lockheed Martin, and 

Vincennes University

Update: Class graduation rate is high with nearly 100% employment. Development of the parking 

lot is underway and is the final construction item to complete this project.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 13 of 112

The East Kentucky Advanced Manufacturing Institute (eKAMI) is located adjacent to abandoned 

mine lands and operates and maintains a training center that provides a computer numeric 

controlled (CNC) training program in advanced manufacturing. The center will train up to 100 

students annually to industry-recognized skill certification. The immediate beneficiaries include 

students (many former coal industry employees) and regional employers seeking qualified CNC 

machinists. The building was opened on February 20, 2018, but FY 2016 AML Pilots funds are 

still being utilized to develop the parking lot. 

eKAMI building opened on February 20, 2018

Harlan Wood Products Project – Tabled as of the FY 2016 – FY 2018 Pilot Report 

Status: Preliminary OSMRE approval - Tabled by Kentucky 

Location: Harlan County, Kentucky

Requested AML Pilot Funding: N/A – Originally requested $2.5 million

Additional Funding: N/A

AML Site Info: Priority 3 previously reclaimed

Project Partners: Harlan Wood Products LLC 

This project has been tabled by Kentucky but originally proposed to construct the infrastructure, 

road access, and water storage facilities for the new Harlan Wood Products production center that 

would produce wood pellets to be sold as biomass fuel. Approximately 75,000 tons of wood pellets 

would be produced annually at this facility for export to international markets. This project would 

directly employ 30-35 people and result in approximately 60 new indirect jobs. The project 

proposal requested $2.5 million from the AML Pilot and would leverage an additional $10.5 million 

from Harlan Wood Products, LLC. 

Hazard Community and Technical College (HCTC) Utility Training Program3

3 Previously reported as “Lineman Training”

Status: Preliminary OSMRE approval (11/17/16) - OSMRE final approval ATP issued (8/17/18) - 

Construction started (12/1/18) 

Location: Leslie County, Kentucky

Requested AML Pilot Funding: $1.15 million

AML Site Info: Priority 3 unreclaimed

Project Partners: Hazard Community & Tech College and Big Sandy Community & Tech College 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 14 of 112

Update: Project name changed from “Lineman Training” to “HCTC Utility Training Program”. 

The second class for the program is underway. Students have completed the lineman and fiber 

optic training with CDL training beginning soon. 

This project will establish an electrical lineman training program through the Kentucky Community 

and Technical College System (KCTCS). Workers would be trained for use of fiber optics and 

splicing of dark fiber. The field lab for the training program is located adjacent to AML sites and it 

will be utilized for practical training experience. The project is expected to train 125 people 

(primarily displaced former coal miners) and generate $15 million in wages over 5 years.

Impact Outdoor Adventure (Phase 1) 

Status: Preliminary OSMRE approval (9/23/16) - OSMRE final approval ATP issued (12/8/17) - 

Construction started (5/14/18) 

Location: Clay County, Kentucky

Requested AML Pilot Funding: $500,000 

Additional Funding: $5,000 from Walmart

AML Site Info: Priority 3 unreclaimed and previously reclaimed 

Project Partners: Operation UNITE, Clay County Industrial Board 

Update: Additional funding reduced from $9,100 to $5,000. Economic metrics clarified between 

phase 1 and phase 2 of this project. Project is nearly completed with only minor work needed in 

2020. 

Impact Outdoor Adventures (non-profit organization) proposes to create an Outdoor Adventure 

Park for mountain bikes adjoining 15 miles of existing trails. This phase of the project will create 8 

- 10 permanent jobs, construct a bath house/check-in/store building, and build a gravel access road

for RV stalls on a 47-acre tract donated by the Clay County Industrial Board. Additional

preparations of groundwork funded as part of phase 1 will allow for the addition of the other metrics

in phase 2 (construction of a small building, RV pads, utilities for water/electric/sewer, and

roadwork). The completed project will increase the number of annual visitors to the area.

Marion Branch Industrial Park Project - Completed 

Status: Preliminary OSMRE approval (9/2/16) - OSMRE final approval ATP issued (9/13/17) - 

Construction started (1/2/18)- Project Completed (4/17/19) 

Location: Pike County, Kentucky

Requested AML Pilot Funding: $5 million

Additional Funding: $43.5 million from national and regional investors

AML Site Info: Priority 3 unreclaimed and previously reclaimed

Project Partners: KY Transportation Cabinet, US Army Corps of Engineers, US Department of 

Commerce Economic Development Administration, US Housing and Urban Development 

Community Development Block Grant, ARC, USDA Rural Development Loan and Grant Program 

This project invested in digital technology infrastructure development near existing AML projects 

to further develop the Marion Branch Industrial Park. Work has been completed on a 50,000 sq. ft. 

industrial building, a broadband conduit, and foundation fill. Tens of millions of dollars have been 

committed from other sources and are currently being utilized on the ground. The infrastructure 

provided by the project will attract companies to the area, resulting in a stronger local economy and 

long-term stability of the community. Project developers expect to attract over 1,000 additional 

well-paying jobs to the area, and to stabilize the tax base of local communities. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 15 of 112

Completed 50,000 Square Foot Industrial Building

Photo Credit: OSMRE

Portal 31 and Black Mountain High Point Project

Status: Preliminary OSMRE approval (9/27/18) 

Location: Harlan County, Kentucky

Requested AML Pilot Funding: $2.55 million 

Additional Funding: $650,000 from local/in-kind sources

AML Site Info: Priority 3 unreclaimed

Project Partners: Harlan County Fiscal Court (Harlan County tourism Commission), Meridzo 

Center, Inc., Penn Virginia Corporation 

This project will provide needed upgrades to the Portal 31 Exhibition Mine, construct the Lynch 

Bathhouse and Administrative Building, and create a viewing area and parking lot on Black 

Mountain. The Portal 31 Mine will involve structural work and cleanup of the mine tunnel, 

upgrades to the current exhibits, and expansion to include new and additional tours. The adjacent 

Lynch Bathhouse and Administrative building will house facilities for visitors and four new 

businesses. Lastly, a parking lot, trail, and 40-foot observation deck will be built on Black 

Mountain that overlooks the area. In total the economic benefits from this project include; an 

estimated increase in annual visitors from 6,000 to 10,000 (increasing the local economic impact by 

$600,000 per year) and the retention of 45 jobs and the creation of 20 new permanent jobs (with a 

total impact of $1.2 million in annual payroll. 

Prestonsburg to David (Rails to Trails) 

Status: Preliminary OSMRE approval (6/23/17) - OSMRE final approval ATP issued (11/19/18) - 

Construction started (1/15/19) 

Location: Floyd County, Kentucky

Requested AML Pilot Funding: $1.95 million 

AML Site Info: Priority 3 unreclaimed

Project Partners: City of Prestonsburg

This project has purchased 11.4 miles of railway from CSX and develop it into a trail system from 

Prestonsburg to David. The proposed trail would be 10 feet wide and extend the existing Garfield 

Trail and connect Prestonsburg with the Middle Creek National Civil War Battlefield. Local points 

of interests in proximity to the trail include: parks, golf course, art center, planetarium, community 

college, and other trails which expect to see an increase in visitation. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 16 of 112

South Fork Elk View Water Line and Campground Project

Status: Preliminary OSMRE approval (6/23/17) - OSMRE final approval ATP issued (2/8/19) - 

Construction started (3/21/19) 

Location: Breathitt County, Kentucky

Requested AML Pilot Funding: $1.95 million

AML Site Info: Priority 3 unreclaimed

Project Partners: Kentucky River Area Development District, Breathitt County Water District

This project is constructing over 6 miles of water supply line to the elk viewing area located on 

Highway 1098. Additionally, hydrants, storage tanks, a pump station and a campground with 

bathhouse and playground are also being constructed. The campsite will allow for 15 tent sites and 

5 full hook-up sites that include electricity, water, and sewer. It is estimated to initially create 10 – 

15 jobs and increase economic development through adventure tourism. 

Royalton Trail Town Development 

Status: Preliminary OSMRE approval (7/19/17) - OSMRE final approval ATP issued (11/19/18) - 

Construction started (10/8/19) 

Location: Magoffin County, Kentucky

Requested AML Pilot Funding: $1.9 million

AML Site Info: Priority 3 unreclaimed

Project Partners: Royalton Trail Town Inc., Kentucky Office of Adventure Tourism, Kentucky 

Department of Travel, Kentucky Department of Parks 

Update: Project is 20% complete with site preparation and drainage work finished. 

This project involves the development of 15+ acres in Royalton Kentucky along the Dawkins Line 

Rail Trail to encourage commercial activity and tourism. This will be accomplished by the 

construction of campsites, a boat ramp, a stage, recreation areas, and support facilities. The project 

will support further business creation/development in the area directly impacted by trail users. 

Anticipated direct employment from the project’s construction is estimated at up to eight 

individuals. Visitation is expected to increase at local events including benefit events, races, trade 

shows, Paddle Fest, and the Royalton Trail Town Festival. 

Royalton Trail Town Festival
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 17 of 112

FY 2016 Pennsylvania 

As of November 30, 2019, Pennsylvania had submitted a total of 17 projects to use FY 2016 Pilot 

funds that have received OSMRE’s preliminary approval. Pennsylvania tabled 3 of the 17 projects 

and 14 projects are currently active and have been awarded a portion of the $30 million from the FY 

2016 AML Pilot grant for PA. If applicable, changes in active projects and revisions to pilot 

funding requests from the previous Pilot Report are marked as an “Update” for each project in the 

list below. 

Located in 10 counties across Pennsylvania, the 14 active FY 2016 AML Pilot projects include 6 

outdoor recreation/conservation/education projects, 2 industrial/commercial improvement projects, 

3 water line projects and 3 sites for future development. These projects were selected for funding 

based on their potential to create long-term economic benefits in the coal communities in which 

they are located. These projects will result in estimated outcomes that include: 460 acres of 

developable land; over 8200 direct and indirect jobs created; more than 650 residential homes and 

businesses benefiting from upgraded or new water supply systems; significant stream water quality 

improvements and restored fisheries; and increased tourism to the effect of millions of visitors per 

year. The 14 pilot projects have the potential to leverage an additional $1.5 for every $1 of AML 

Pilot Program funding from other abandoned mine land and abandoned mine drainage funds and/or 

public and private economic development funds. Additional information can be found through the 

Pennsylvania Department of Environmental Protection.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 18 of 112

Map of active projects in Pennsylvania receiving FY 2016 AML Pilot funds 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 19 of 112

Ehrenfeld Coal Refuse Pile Reclamation Project

Status: Preliminary OSMRE approval (5/24/16) - OSMRE final approval ATP issued (7/21/16) - 

Construction started (7/21/16) 

Location: Cambria County, Pennsylvania 

Requested AML Pilot Funding: $4.87 million – Originally requested $3.5 million 

Additional Funding: $8.59 million from traditional Title IV AML funds to address physical hazards 

and $13.31 million from other sources – Originally requested $22.5 million for in Title IV AML 

funds and $575,000 from other sources 

AML Site Info: Priority 2 and Priority 3 unreclaimed 

Project Partners: Forest Hills Regional Alliance, Rosebud Mining Company, Pristine Resources 

Inc., Cambria County Conservation District, Stonycreek-Conemaugh River Improvement Project, 

Community Foundation for the Alleghenies, South Fork & Ehrenfeld Boroughs, Croyle Township, 

American Chestnut Foundation 

Update: As of November 5, 2019, project was approximately 60% completed. 

The AML Pilot funding is being used to complete reclamation of the 3.2 million ton abandoned 

Ehrenfeld Coal Refuse Pile. The coal refuse material is being excavated, hauled away, blended 

with alkaline material, and disposed of. This will result in the elimination of severe on-site erosion, 

off-site sedimentation, and a source of acid mine drainage runoff. Approximately 62 acres of mine 

impacted land will be restored, providing developable land within the city limits of Ehrenfeld. 

Forty dislocated coal miners will be provided employment during project construction. Outdoor 

recreation will be enhanced via convenient access to the Johnstown Flood Memorial Rails to Trails 

system. 

Progress of Ehrenfeld Coal Refuse Pile Reclamation Project (before top - after bottom)

Photo Credit: Pennsylvania Department of Environmental Protection
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 20 of 112

Bowman’s Shaft, Pioneer Tunnel Mine Headframe & Hoist Preservation Project - Completed

Status: Preliminary OSMRE approval (5/24/16) - OSMRE final approval ATP issued (10/19/16) - 

Construction started (12/21/16) – Project completed (12/22/18) 

Location: Schuylkill County, Pennsylvania 

Requested AML Pilot Funding: $206,007 - Originally requested $50,000 and $119,000 in 

traditional Title IV AML funds

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Ashland Community Enterprises, SDL Construction, Keystone Anthracite 

This project has painted and erected a salvaged headframe and hoisting drum to exhibit at the 

Pioneer Tunnel Tourist Coal Mine and Museum in Ashland Borough, PA. The mining artifacts 

were recovered from the North Mahanoy Colliery, Park No. 1 Shaft in 2015. The museum has 

increased tourism and is educating visitors about the heritage of anthracite mining. According to the 

owners and operators of the Pioneer Tunnel Coal Mine and Steam Train Museum, the attraction has 

seen an increase in visitation from 2,500 in 2017 to 29,500 in 2018 and 31,000 in 2019. 

Cresson Acid Mine Drainage Treatment Plant

Status: Preliminary OSMRE approval (7/13/18) - OSMRE final approval ATP issued (7/23/18) - 

Construction started (7/23/18) 

Location: Cambria County, Pennsylvania 

Requested AML Pilot Funding: $2 million 

Additional Funding: $671,212 from traditional Title IV AML funds to address physical hazards 

plus additional funds from PA Capital Budget Public Improvement project funding 

AML Site Info: Priority 2 and Priority 3 unreclaimed and previously reclaimed 

Project Partners: Susquehanna River Basin Commission 

Update: As of November 5, 2019, project was 94% complete.

This project will construct an active AMD treatment plant that will create three jobs and restore 

21.5 miles of stream that can be used as a recreational fishery. Additionally, the project will drill 2 

new wells to provide water to 2 residences and construct 1.5 miles of water line that will service 23 

residences and a medical office. 

Eckley/Hazleton Rail Trail/Hazel Creek Cleanup

Status: Preliminary OSMRE approval (5/24/16) - OSMRE final approval ATP issued (10/31/16) 

and reissued (5/11/17) - Construction started (11/9/16 – Phase 1 and 10/3/17 - Phase 2)

Location: Luzerne County, Pennsylvania 

Requested AML Pilot Funding: $1.98 million

Additional Funding: $67,223 from traditional Title IV AML funds to address physical hazards and 

$1.02 million from other sources

AML Site Info: Priority 2 and Priority 3 unreclaimed 

Project Partners: Greater Hazleton Active Civic Partnership (GHACP), Greater Hazleton 

Chamber, PA Dept. of Conservation and Natural Resources, PennDOT 

Update: Requested AML Pilot funding increased from $1.6 million to $1.98 million, traditional 

Title IV AML funds increased from $67,223 to $137,233, and funding from other sources increased

from $902,000 to $1.02 million. Construction for phase 1 started on 11/9/16 and started for phase 2 

on 10/3/17. Reclamation was completed on 5/4/18. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 21 of 112

This project has reclaimed a 57-acre abandoned surface mine and reconstructed 3,190 feet of stream

with wetlands. The project will construct a 3.5-mile extension of the Greater Hazleton Rails to 

Trails system to connect with the Eckley Miners’ Village Historic Park. This trail is anticipated to 

increase visitation by over 9,000 per year. The reclamation work has resulted in 7 miles of 

improved streams in Hazel Creek and Black Creek making them available for fishing and other 

recreational uses. This will increase tourism to the area, which currently has over 35,000 annual 

visitors, and create opportunities for more visitor attractions for fishing, hiking, and sightseeing. 

Based on the 7 miles of improved stream, the yearly economic benefit is estimated at $230,000. 

Green Mountain Discharge/Audenreid Tunnel Discharge – Tabled as of the FY 2016 – FY 

2018 Pilot Report 

Status: Preliminary OSMRE approval (5/24/16) – Tabled by Pennsylvania 

Location: Schuylkill & Luzerne Counties, Pennsylvania 

Requested AML Pilot Funding: N/A – Originally requested $2.5 million 

Additional Funding: N/A

AML Site Info: Priority 2 previously reclaimed

Project Partners: Community Area New Development Organization, Eastern Middle Anthracite 

Regional Recovery, Eastern Pennsylvania Coalition for Abandoned Mine Reclamation, Schuylkill 

County Conservation District, Catawissa Creek Restoration Association, Hazleton City Authority, 

Natural Land Trust, Butler Enterprises, Schuylkill/Columbia County Conservation Districts, 

Catawissa Creek Restoration Association, Hazelton Environmental, Schumacher Engineering 

This project has been tabled by Pennsylvania but originally proposed to treat the mine water 

discharge from the Green Mountain Tunnel and improve the treatment of water from the Audenreid 

Tunnel. This would result in the restoration of 24 miles of Catawissa Creek for recreation use, as 

well as deliver potable water to the Hazleton City Authority that would increase the available safe 

yield of the area’s water supply. Additionally, geothermal energy would be recovered from the raw 

water for cooling and heating the water treatment buildings. 

Pine Grove North/Lawrence Township Water Line Extension Project - Completed

Status: Preliminary OSMRE approval (5/24/16) - OSMRE final approval ATP issued (8/2/18) – 

Construction started (8/3/18) - Project Completed (10/1/19) 

Location: Clearfield County, Pennsylvania 

Requested AML Pilot Funding: $4.5 million – Originally requested $2 million and then $4.1 

million

Additional Funding: $33,172 from traditional Title IV AML funds to address physical hazards – 

Originally requested $800,000 from traditional Title IV AML funds

AML Site Info: Priority 1 and Priority 2 unreclaimed 

Project Partners: Lawrence Township & Clearfield Municipal Authority 

Update: Requested AML Pilot funding increased from $4.1 million to $4.5 million.

This project has constructed 100,020 linear feet of water line extensions that services 192 homes 

and businesses in Lawrence Township which previously had wells/water supplies that were

impacted or degraded by former surface and underground coal mining operations. The water line

extension is providing potable water to a rural area and increasing the potential for industrial 

development, new single-family dwellings, and small businesses. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 22 of 112

Pittsburgh Authority Innovation Campus4 - Completed

4 Previously reported as “Airport Authority World Trade Center Business Park” 

Status: Preliminary OSMRE approval (5/24/16) - OSMRE final approval ATP issued (11/3/16) - 

Construction started (11/15/18) - Project Completed (5/31/19) 

Location: Allegheny County, Pennsylvania 

Requested AML Pilot Funding: $500,000

Additional Funding: $517,000 from traditional Title IV AML funds to address physical hazards 

and $31 million from other sources 

AML Site Info: Priority 2 and Priority 3 unreclaimed 

Project Partners: Pittsburgh International Airport, Allegheny County Airport Authority 

This project (previously called the “Airport Authority World Trade Center Business Park”) has

reclaimed more than 54 acres of abandoned mine land, including two dangerous highwalls. With 

the site reclaimed, development of the Pittsburgh Authority Innovation Campus, office space, 

research and development facilities, a 400-room hotel/convention center, and up to six corporate 

airplane hangars can commence. According to the Allegheny County Airport Authority, based on 

conceptual site development plans, the project is projected to employ more than 1,200 construction 

workers, create 7,000 direct and indirect permanent positions, and generate $250 million in private 

investment.

Pittsburgh Botanic Garden

Status: Preliminary OSMRE approval (5/24/16) - OSMRE final approval ATP issued (10/13/16) – 

Construction started (2/28/17) 

Location: Allegheny County, Pennsylvania 

Requested AML Pilot Funding: $988,040 – Originally requested $500,000 

Additional Funding: $216,040 from traditional Title IV AML funds to address physical hazards 

AML Site Info: Priority 2 and Priority 3 unreclaimed and previously reclaimed 

Project Partners: Allegheny County, Pennsylvania Infrastructure Investment Authority, North 

Fayette Township, American Chestnut Foundation 

This project will address a dangerous highwall, mine subsidence and acid mine drainage while 

expanding the Pittsburgh Botanic Garden (PBG). When completed, the PBG will include 18 

distinct gardens, a visitor’s center, an amphitheater for outdoor concerts and performances, and 

serve as a center for botanic research. The PBG reported 10,000 visitors in the first year of 

operation (2016), and 30,000 visitors in 2018. Administrators of the PBG project a 5% to 7% 

annual increase in visitation over the next 5 years as the site is further developed and the AML 

hazards are removed. Additionally, they estimate that the facility will directly and indirectly create 

1,200 jobs and generate up to $88 million in revenue within 10 years of operation. 

Point Stadium Discharge, Mine Drainage Treatment & Mine Pool Geothermal Project -

Tabled as of the FY 2016 – FY 2018 Pilot Report 

Status: Preliminary OSMRE approval (5/24/16) - OSMRE final approval ATP issued (1/27/17) - 

Tabled by Pennsylvania 

Location: Cambria County, Pennsylvania 

Requested AML Pilot Funding: N/A - Originally requested $2 million 

Additional Funding: N/A

AML Site Info: Priority 3 unreclaimed
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 23 of 112

Project Partners: Conemaugh Hospital, Foundation for PA Watersheds, Stonycreek-Conemaugh 

River Improvement Project, Cambria County Conservation District, Pennsylvania Environmental 

Council, Lift Johnstown, Penelec Sustainable Energy Fund, eCap Network, City of Johnstown 

This project has been tabled by Pennsylvania but originally proposed to improve 2 miles of stream 

impacted by acid mine drainage and treat or eliminate discharge from Point Stadium in downtown 

Johnstown. This project would either provide treatment of the discharge or use the treated water 

and/or the mine pool as an industrial water supply or as a geothermal energy source. Public 

facilities in Johnstown could use the geothermal energy to effectively reduce their heating and 

cooling costs. 

Potts Run Passive AMD Treatment System (Boardman) 

Status: Preliminary OSMRE approval (3/1/18) - OSMRE final approval ATP issued (4/12/18) - 

Construction started (8/1/18) 

Location: Clearfield County, Pennsylvania 

Requested AML Pilot Funding: $1.5 million 

Additional Funding: $1 million from traditional Title IV AML funds to address physical hazards 

AML Site Info: Priority 2 and Priority 3 unreclaimed

Project Partners: Trout Unlimited, Knox Twp., Clearfield County Conservation District, Clearfield 

Creek Watershed Association, Hedin Environmental 

Update: As of November 5, 2019, project was 52% complete.

This project will construct a passive treatment system to address acid mine drainage (AMD) that 

impacts over 3 miles of recreational trout fishery. Presently these waters are experiencing an 

estimated loss in recreation value of $102,393 annually. Improvements from this project will 

restore this loss of value and also increase safety, property values, and quality of life for 20 

households in the village of Boardman. Potential future development of the surrounding land 

includes building campsites or home sites. 

Powderly Creek NE Underground Mine Fire and Economic Development Project - Completed

Status: Preliminary OSMRE approval (5/24/16) - OSMRE final approval ATP issued (8/23/16) - 

Construction started (8/23/16) - Project completed (1/8/18) 

Location: Lackawanna County, Pennsylvania 

Requested AML Pilot Funding: $2 million 

Additional Funding: $6.4 million from traditional Title IV AML funds to address physical hazards - 

Originally requested $8 million from traditional Title IV AML funds 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Landowner, Carbondale City, Carbondale Enterprise Development Zone 

This project has extinguished the Powderly Creek underground mine fire just outside Carbondale. 

Additional AML features adjacent to the mine fire area were reclaimed in order to create conditions 

suitable for future commercial/industrial development. Air quality has improved with the 

extinguishment of the fire. A total of 108 acres of AML have been reclaimed, of which over 100 

acres of previously undevelopable land is available for future use. The property is within 2 miles of 

two separate interchanges from Route 6, which is attractive for commercial or industrial facilities. 

There is also the potential for residential expansion to increase the tax base of Carbondale. The 

additional lands will allow for more athletic fields or parks to increase the quality of life in 

economically depressed communities. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 24 of 112

Powderly Mine Underground Fire Site Before and After Reclamation

Photo Credit: Pennsylvania Department of Environmental Protection

Spaces Corners South/Rayburn Township Water Line Extension Project - Completed

Status: Preliminary OSMRE approval (5/24/16) - OSMRE final approval ATP issued (8/11/16) - 

Construction started (10/13/16) - Project completed (1/3/18) 

Location: Armstrong County, Pennsylvania 

Requested AML Pilot Funding: $608,472 - Originally requested $640,000 

Additional Funding: $32,025 from traditional Title IV AML funds to address physical hazards and 

$5 million from other sources 

AML Site Info: Priority 2 unreclaimed

Project Partners: Rayburn Township Joint Municipal Authority, Pennsylvania Infrastructure 

Investment Authority 

The Rayburn Township Joint Municipal Authority has constructed a 9-mile water line to 160 

residences, of which 118 have wells or water supplies impacted by abandoned mine land runoff. 

With the project completed, it is expected to stabilize the local tax base, and increase the potential 

for industrial and small business development and the construction of new single-family homes.

Sproul State Forest/Fran Contracting Surface Mine Restoration Project - Completed

Status: Preliminary OSMRE approval (5/24/16) - OSMRE final approval ATP issued (12/15/16) - 

Construction started (6/28/17) - Project Completed (10/1/19) 

Location: Clinton County, Pennsylvania 

Requested AML Pilot Funding: $3.5 million 

Additional Funding: $3.6 million from traditional Title IV AML funds to address physical hazards 

– Originally requested $4 million from traditional Title IV AML funds

AML Site Info: Priority 3 unreclaimed

Project Partners: Department of Conservation & Natural Resources, Kettle Creek Watershed

Association, Trout Unlimited, East Keating & Noyes Townships, Western Clinton Sportsman Club,

PA Fish & Boat, Bureau of Forestry (Sproul State Forest), American Chestnut Foundation

Update: As of November 5, 2019, project was 85% complete.

This project has reclaimed the Camp Run No. 2 AML site in Sproul State Forest and restored water 

quality in the Rock and Camp Run tributaries of Cooks Run. Acid forming materials were 

excavated, removed, or treated on site to neutralize acidity. The reclaimed site was reforested to 

bring the land and water back to pre-mining conditions, allowing residents and visitors to hunt, fish, 

hike, sightsee, and use ATVs. Increased outdoor recreation opportunities are expected to increase 

visitation to the Sproul State Forest by 2% (approx. 3,500 visitors). 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 25 of 112

Tamaqua City Revitalization and Improvement Zone – Tabled as of the FY 2016 – FY 2018 

Pilot Report

Status: Preliminary OSMRE approval (5/24/16) - OSMRE final approval ATP issued (3/28/17) – 

Tabled by Pennsylvania 

Location: Schuylkill County, Pennsylvania 

Requested AML Pilot Funding: N/A – Originally requested $3.6 million 

Additional Funding: N/A

AML Site Info: Priority 2 and Priority 3 unreclaimed and previously reclaimed 

Project Partners: City, County, PA Department of Community & Economic Development, PennDot, 

Schuylkill Headwaters, St. Luke's Hospital, Lehigh Anthracite/BET Associates, Tamaqua City 

Revitalization and Improvement Zone Authority, Tamaqua Area Community Partnership, Tamaqua 

Industrial Development Enterprises 

This project has been tabled by Pennsylvania but originally proposed to remove AML refuse piles 

and re-grade approximately 19 acres for use as a riparian/park setting (including a part of a 

proposed rail-trail system). An existing haul road would be improved and would later become a 

segment of the planned Tamaqua Bypass to directly alleviate traffic congestion and improve access 

to the area, which would spur new economic growth. Future economic use of the area as part of a 

broad feasibility study includes a cancer treatment center, meeting and conference space, and 

geothermal infrastructure.

TASA Airfield North (Zelienople Municipal Airport)

Status: Preliminary OSMRE approval (7/25/17) - OSMRE final approval ATP issued (9/19/17) - 

Construction started (1/31/18) 

Location: Beaver County, Pennsylvania 

Requested AML Pilot Funding: $2.5 million 

Additional Funding: $2.3 million multimodal grant though PennDOT and $700,000 from 

Zelienople Airport 

AML Site Info: Priority 2 and Priority 3 unreclaimed 

Project Partners: Zelienople Airport, State Legislators, Beaver County Conservation District, PA 

Fish & Boat Commissison, PennDOT Bureau of Aviation, PennDOT Engineering District 11-0 

Update: As of November 5, 2019, project was over 70% complete.

This project is proposed to reclaim an AML site with additional benefit to improving safety to the 

runway at the Zelienople Municipal Airport and the adjacent state roadway (Route 288). Benefits 

to the road include improved sightlines and reduced risk of loss of life if cars ran off the road. The 

airport will see benefits of safer take-off and landing with the relocation of a water filled 

impoundment that is frequented by birds. Additionally, these improvements will permit the runway 

closest to the roadway to operate at night and increase the number of flights that can use the airport. 

This will allow the Pittsburgh Jet Center to maintain a presence at the airport which plans to add 25 

high paying jobs in the next 18 months. 

Tresckow Surface Mine Restoration and Beaver Brook Waterline Extension Project

Status: Preliminary OSMRE approval (5/24/16) - OSMRE final approval ATP issued (1/24/17) -

Construction started on 3/27/17

Location: Carbon & Schuylkill Counties, Pennsylvania

Requested AML Pilot Funding: $4.25 million

Additional Funding: $1.35 million from traditional Title IV AML funds to address physical hazards 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 26 of 112

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Community Area New Development Organization, PennDot, Tresckow, Kline 

Township Municipal Authority 

Update: Waterline construction started on 3/27/17 and reclamation construction started on 2/9/18. 

Water line extension completed on 5/31/18.

The project has relocated and significantly upgraded 1 mile of the Beaver Brook water line 

(managed by the Kline Township Municipal Authority) to provide enhanced and reliable water 

service to 384 residential customers in the village of Tresckow. Reclamation work is currently 

taking place to backfill a strip pit using mine spoil materials obtained on-site to reclaim 174 acres 

for future industrial and commercial development.

Wingfield Pines Passive AMD Treatment Inflow Reconstruction

Status: Preliminary OSMRE approval (3/1/18) - OSMRE final approval ATP issued (6/20/18) – 

Construction started (7/30/18) 

Location: Allegheny County, Pennsylvania 

Requested AML Pilot Funding: $588,555 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed

Project Partners: Allegheny Land Trust 

This project will reconstruct a deep mine collection structure to restore inflow to the Wingfield 

Pines passive treatment system and improve a local ecological park that is used for recreation and 

education. The park is used as an environmental laboratory for students from high school though 

college to explore and study. The waterways and 1-mile loop trail are frequently used by local 

hikers, bikers, and boaters. With the completion of this project, this site will provide long term 

benefit to the community though the uses of outdoor recreation and education. 

FY 2016 West Virginia

As of November 30, 2019, West Virginia had submitted a total of eight projects to use FY 2016 

Pilot funds that have received OSMRE’s preliminary approval. West Virginia tabled one of the 

eight projects and seven projects are currently active and have been awarded a portion of the $30 

million from the FY 2016 AML Pilot grant for West Virginia. If applicable, changes in active 

projects and revisions to pilot funding requests from the previous Pilot Report are marked as an 

“Update” for each project in the list below. 

The seven active FY 2016 AML Pilot projects across West Virginia include two food production 

projects, one outdoor recreation/conservation/education project, one industrial park project, one 

infrastructure development project, and two water supply replacement projects. These projects will 

result in estimated economic outcomes that include: the installation of 17.3 miles of new water line

that serve more than 200 homes and businesses; bring thousands of visitors to new attractions; 

construction of new infrastructure (e.g. utilities, roadways, and broadband service); the creation of 

over 6,200 new full-time jobs in the region; and the access to 11 new building pads for future 

businesses. The seven active pilot projects have the potential to leverage an additional $1 for every 

$1 of AML Pilot Program funding from public and private economic development funds. 

Additional information can be found though the West Virginia Department of Environmental 

Protection. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 27 of 112

Map of active projects in West Virginia receiving FY 2016 AML Pilot funds 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 28 of 112

Patriot Guardens Golden Delicious Apple Project (Phase 1)

Status: Preliminary OSMRE approval (6/17/16) - OSMRE final approval ATP issued (8/13/17) - 

Construction started (8/19/17) 

Location: Nicholas County, West Virginia

Requested AML Pilot Funding: $5.3 million 

Additional Funding: $2.5 million from other sources 

AML Site Info: Priority 2 and Priority 3 unreclaimed 

Project Partners: West Virginia National Guard, Central Appalachia Empowerment Zone, USDA, 

Pardee Natural Resources, West Virginia State University Extension, ERP Compliant Fuels 

The Patriot Guardens Project is one of the most extensive project proposals in West Virginia 

approved for AML Pilot funding. The West Virginia National Guard will partner with multiple 

organizations to reintroduce the Golden Delicious Apple Tree to Nicholas County and set up a 

series of fruit tree orchards on abandoned mine lands to diversify the local economy. This project 

will plant and maintain approximately 97,000 trees and construct a 50,000 square feet processing 

and storage facility, commercial greenhouses, and a research station. Further expansion of this site 

is expected to reach a total of 1 million trees and an estimated 379-481 jobs once the facility is at 

full production. 

Test orchard consisting of various varieties of apple trees

Photo Credit: West Virginia National Guard website

Aquaponics on an AML site

Status: Preliminary OSMRE approval (8/12/16) - OSMRE final approval ATP issued (4/16/18) - 

Construction started (4/18/19) 

Location: Mingo County, West Virginia

Requested AML Pilot Funding: $3.6 million 

Additional Funding: $25,000 in-kind, $75,000 local, and $120,000 from other Federal funds 

AML Site Info: Priority 1, 2, and 3; unreclaimed

Project Partners: Mingo County Redevelopment Authority, Coalfield Development (Refresh 

Appalachia and Rewire Appalachia.) 

Update: Project is approximately 75% complete 

The Mingo County Redevelopment Authority will partner with Refresh Appalachia to develop an 

advanced aquaponic systems. This system will produce commercial quantities of fish and 

vegetables while utilizing renewable energy for facility power and temperature regulation. Jobs 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 29 of 112

projected to be directly created include 13 full-time employees (primarily in food production and 

distribution jobs) and 80 temporary employees (e.g. construction jobs, solar technicians). Indirect 

benefits include serving 15 clients via university collaborations, educational outreach, and the 

potential to conduct business with over 1,000 customers and 10 suppliers. 

Interior of Fish and Vegetable Building Under Construction

Crickmer Water Line Extension - Completed

Status: Preliminary OSMRE approval (8/12/16) - OSMRE final approval ATP issued (11/29/16) - 

Construction started (10/9/17) - Project completed (8/18/18) 

Location: Fayette County, West Virginia

Requested AML Pilot Funding: $944,208 – Originally requested $829,591

AML Site Info: Priority 2 unreclaimed

Project Partners: ARC Region 4, Danese Public Service District, E.L. Robinson Engineering Co. 

The Danese Public Service District has installed 4.3 miles of various water lines to provide water 

service to 23 customers whose wells had been impacted by pre-law mining practices. This project 

is providing clean water to homeowners which has helped to stabilize the local tax base and 

improve property values. 

Highland Mountain Water Line Extension - Completed

Status: Preliminary OSMRE approval (8/12/16) - OSMRE final approval ATP issued (11/29/16) - 

Construction started (11/6/17) - Project completed (3/20/19) 

Location: Fayette County, West Virginia

Requested AML Pilot Funding: $2.6 million – Originally requested $3.1 million 

AML Site Info: Priority 2 unreclaimed 

Project Partners: ARC Region 4, Danese Public Service District, E.L Robinson Engineering Co. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 30 of 112

The Danese Public Service District has installed 13 miles of various water lines, a pressurized tank, 

and an 88,000-gallon storage tank. This project is providing clean water to approximately 188 

homeowners which has helped to stabilize the local tax base and improve property values. 

I-79 Technology Park 

Status: Preliminary OSMRE approval (7/13/16) - OSMRE final approval ATP issued (5/13/19) - 

Construction started (8/12/19) 

Location: Marion County, West Virginia

Requested AML Pilot Funding: $4 million 

Additional Funding: $575,000 from the traditional AML funds to address the environmental 

hazards and an additional $12 million from private and public sources 

AML Site Info: Priority 1, 2, and 3; unreclaimed 

Project Partners: High Technology Foundation, NOAA, Marion County Commission, Triad 

Engineering, March-Westin Company, First Energy Corporation, Orange Construction, Zayo Group 

Update: Project is approximately 85% complete 

The Marion County Commission will extend the existing road infrastructure in the I-79 Technology 

Park. The road expansion will make industrial-sized building pads more accessible for use. The 

scope of the work will include engineering services, subsurface investigation and stabilization, 

earthwork, storm drainage construction, erosion and sediment control, paving, and extension of 

utilities. When completed, the project will provide access to approximately 11 building pads and 

will install 1,545 linear feet of utilities (e.g. roadways, power lines) which will attract Federal 

anchors and others to the area. It is also projected to create 5,700 full-time, permanent jobs. 

Mountain State Broadband Expressway (Phase 1) 

Status: Preliminary OSMRE approval (10/5/17) - OSMRE final approval ATP issued (7/31/18) - 

Construction started (8/22/19) 

Location: Field recon in progress to determine sites of broadband towers across various counties 

in West Virginia

Requested AML Pilot Funding: $12.5 million 

Additional Funding: $18 million from other sources 

AML Site Info: To be determined based on where tower locations are needed

Project Partners: Region VII Planning Council, Shentel Comm., Micrologic Inc., Microsoft. Inc. 

This project will build an open-access fiber/wireless hybrid network of fiber linked high capacity 

telecommunication towers creating a foundational backbone running north and south through 

eastern WV. Planned towers will be dispersed along the path on AML sites and will provide 

affordable broadband service to rural areas which mostly lack access to the internet. When 

completed, this project will impact 20 counties in WV including Barbour, Boone, Braxton, 

Fayette, Gilmer, Greenbrier, Harrison, Kanawha, Lewis, Lincoln, Logan, McDowell, Nicholas, 

Preston, Randolph, Taylor, Tucker, Upshur, Wayne, and Webster.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 31 of 112

Broadband Tower Under Construction

Sullivan Industrial Park - Tabled

Status: Preliminary OSMRE approval (8/12/16) - Tabled by West Virginia 

Location: Raleigh County, West Virginia

Requested AML Pilot Funding: N/A - Originally requested $12 million 

Additional Funding: N/A

AML Site Info: Priority 2 unreclaimed

Project Partners: Beaver Coal Company, WV National Guard, Raleigh County Commission 

This project has been tabled by West Virginia but originally proposed to reclaim the Sullivan tract

which is a 230-acre AML site with two unreclaimed highwalls. In conjunction with the remediation 

and development of the site, an additional 10 acres would be donated to the West Virginia National 

Guard (WVNG) to create a flagship site for the Guard's Special Repair Program. This program 

currently employs dozens of workers that win projects from the Department of Defense to repair 

and maintain assets. The end use would be an industrial park in close proximity to I-64 and I -77 

that could attract industrial and defense related business to the area. It is projected the WVNG 

would create 250 full-time civilian jobs within 5 years of project completion.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 32 of 112

West Virginia Elk Restoration Project (Phase 1) 

Status: Preliminary OSMRE approval (10/21/17) - OSMRE final approval ATP issued (3/27/18) 

Location: Logan and Mingo Counties, West Virginia

Requested AML Pilot Funding: $1 million 

AML Site Info: Priority 1 unreclaimed

Project Partners: RMEF, NWTC, TCF, NFWF, Knobloch Foundation 

This is a multi-phase project to restore the extirpated elk species in WV with the goal of enhancing 

eco-tourism activities and substantiating long term positive economic benefits to the depressed 

southern coal fields region. Phase 1 involves construction of a multi-level viewing deck and a 

storage facility. Later phases will include construction of a visitor center and parking lot. The 

project is expected to create jobs and welcome approximately 188,000 visitors per year. This is 

based on the success of elk restoration programs in surrounding states, particularly the Pennsylvania 

Elk Country Visitor Center. 

IV. Implementation of the FY 2017 AML Pilot Program

OSMRE facilitated a meeting on June 7, 2017, in Pennsylvania with state AML Program staff from 

Kentucky, Pennsylvania, West Virginia, Alabama, Ohio, and Virginia to introduce the program to 

the new states as well as discuss changes and clarifications from the previous year. OSMRE 

released the FY 2017 AML Pilot Guidance Document to stakeholders on August 31, 2017. This 

guidance document was developed by OSMRE to assist the states in their selections of projects and 

reflected minor improvements from the previous year. The guidance document outlined general 

criteria by which potential projects should be evaluated for eligibility and successful selection, as 

well as suggested means by which projects could meet the economic and community development 

nexus criteria. Between November 2017 and February 2018, OSMRE awarded the FY 2017 AML 

Pilot grants ($25 million to Kentucky, Pennsylvania and West Virginia and $10 million to Alabama, 

Ohio, and Virginia). Between November 30, 2018 and November 30, 2019, one project using FY 

2017 Pilot funds was completed (Figure 5).
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 33 of 112

0

2

4

6

8

10

12

14

KY PA WV AL OH VA

Number of Projects

Preliminary Approval ATP Construction Started Project Completed Tabled

Figure 5: Status of FY 2017 AML Pilot Projects
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 34 of 112

FY 2017 Kentucky 

Since the previous AML Pilot Report, Kentucky submitted 4 additional project applications to use 

FY 2017 Pilot funds for a total of 13 projects. As of November 30, 2019, 1 project did not meet the 

AML Pilot eligibility criteria, however OSMRE has issued preliminary approval to the remaining 

12 projects. Kentucky tabled three of these projects and nine projects are currently active and have 

been awarded a portion of the available $25 million. If applicable, changes in active projects and 

revisions to pilot funding requests from the previous Pilot Report are marked as an “Update” for 

each project in the list below.

Located across eight counties in eastern Kentucky, the nine active preliminarily approved AML 

Pilot projects include, four infrastructure development projects, two industrial construction projects, 

two visitor attraction/outdoor recreation projects, and one professional development/training 

project. Projects were selected for AML Pilot funding based on their potential to create long-term 

economic benefits in local coal communities. These projects will result in estimated outcomes that 

include: increased tourism by attracting over 27,000 additional annual visitors to the region; 

workforce training for an additional 150 - 200 students annually; construction of 16 miles of new 

water and gas lines; approximately 1,000 new jobs created; and broader impacts that will yield 

infrastructure development, stronger local businesses, and restoration of public lands. In addition, 

the pilot projects have the potential to leverage an additional $1 for every $1 of AML Pilot Program 

funding from public and private economic development funds. Additional information can be 

found through the Kentucky Energy and Environment Cabinet. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 35 of 112

Map of active projects in Kentucky receiving FY 2017 AML Pilot funds
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 36 of 112

Eastpark Industrial Park Infrastructure & Development

Status: Preliminary OSMRE approval (7/13/18) - OSMRE final approval ATP issued (10/22/19) 

Location: Boyd County, Kentucky

Requested AML Pilot Funding: $4 million 

Additional Funding: $14.2 million from other sources

AML Site Info: Priority 3 previously reclaimed

Project Partners: The Northeast Kentucky Regional Industrial Authority, The Ashland Alliance, and 

Boyd, Carter, Elliott, Greenup, and Lawrence counties 

This project involves site preparation for the planned 1.8 million square foot Braidy Industries 

Aluminum Mill facility. Specifically, the site preparation activities designated for AML Pilot 

funding consist of installing a grid of aggregate and concrete support piers and columns, which 

extend down through mine spoil to competent strata, to support the weight of the aluminum mill. 

This project is estimated to create approximately 1,000 temporary construction jobs and another 550 

full-time permanent jobs. 

Proposed Braidy Project Site Development Area

City of Pikeville Pack House – Tabled as of the FY 2016 – FY 2018 Pilot Report

Status: Preliminary OSMRE approval (2/27/18) – Tabled by Kentucky 

Location: Pike County, Kentucky

Requested AML Pilot Funding: N/A – Originally requested $6 million

Additional Funding: N/A

AML Site Info: Priority 1 and Priority 2 unreclaimed and previously reclaimed

Project Partners: AppHarvest and the City of Pikeville

This project has been tabled by Kentucky but originally proposed to construct a 1.8 million square 

foot pack house building, packaging line equipment, cooling system, and irrigation system for the 

App Harvest packing and distribution house. The company planned to have a large-scale 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 37 of 112

production of cherry tomatoes, bell peppers, and other vegetables. This greenhouse would feature 

computerized monitoring and cutting-edge hydroponic above-ground growing systems which will 

create 140 jobs and a local food economy. 

Coalfields Industrial Park Gas Supply

Status: Preliminary OSMRE approval (6/18/18) - OSMRE final approval ATP issued (10/11/19) - 

Construction started (10/24/19) 

Location: Perry County, Kentucky

Requested AML Pilot Funding: $900,000 

Additional Funding: $2 million from other federal sources and $32,000 from the City of Hazard 

AML Site Info: Priority 3 unreclaimed

Project Partners: City of Hazard, Economic Development Administration, Coalfields Regional 

Industrial Authority 

This project will provide natural gas to the Coalfields Regional Industrial Park by installing 

approximately 6 miles of 6-inch natural gas pipeline from a wellhead area in central Perry County 

to the Industrial Park. The Industrial Park serves a five-county area, providing sites for 

manufacturing concerns and is owned and operated by the Coalfields Regional Industrial Authority. 

This 236-acre Industrial Park also has good highway access, public water, public sewer and 

electricity from Kentucky Power Company. With the addition of natural gas service, this project 

will attract new industries to the industrial park that have the potential to bring thousands of jobs to 

the area. 

Completed Section of the Coalfield Gas Line

Photo Credit: Kentucky Division of Abandoned Mine Lands

East Kentucky Advanced Manufacturing Institute (eKAMI) (Phase 2) 

Status: Preliminary OSMRE approval (6/29/18) - OSMRE final approval ATP issued (4/25/19) 

Location: Johnson County, Kentucky

Requested AML Pilot Funding: $1 million

AML Site Info: Priority 3 unreclaimed

Project Partners: East Kentucky Advanced Manufacturing, Inc. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 38 of 112

This project is the second phase of the East Kentucky Advanced Manufacturing Institute (eKAMI) 

that used FY 2016 AML Pilot funding. The first phase has developed a training center that provides 

advanced manufacturing training on computer numeric control (CNC) machines for up to 100 

students annually. FY 2017 AML Pilot funds are being used to improve site development 

surrounding the eKAMI building including correcting site drainage issues, improving access 

surrounding the building, increased parking (33 to 176 spots), and site grading activities. These site 

improvements will result in protection of the facility itself, accommodate increased traffic to the 

building, and provide the ability for further future development in support of the eKAMI program. 

With the increased space for parking, the number of students trained annually is estimated to 

increase by 150 – 200. 

EnerBlu Manufacturing Facility Phase I – Tabled as of the FY 2016 – FY 2018 Pilot Report

Status: Preliminary OSMRE approval (2/26/18) – Tabled by Kentucky 

Location: Pike County, Kentucky

Projected AML Pilot Funding: N/A – Originally requested $4 million

Additional Funding: N/A

AML Site Info: Priority 1 and Priority 2 unreclaimed and previously reclaimed 

Project Partners: EnerBlu and the City of Pikeville

This project has been tabled by Kentucky but originally proposed to build a 60,000 square foot 

building that will contain offices, engineering, research, and development, and systems assembly 

for EnerBlu, Inc. EnerBlu, Inc. creates advanced power delivery systems to address the need for 

sustainable energy. Subsequent phases of this project would construct a 1 million square foot 

manufacturing operations facility that will manufacture low cost, highpower density batteries using 

eLTOTM (Lithium-Titanate) core technology. It was anticipated that this project could create over 

900 jobs within 3 years of completion. 

Historic Stearns Downtown Revitalization Project

Status: Preliminary OSMRE approval (9/25/18) - OSMRE final approval ATP issued (6/4/19) - 

Construction started (9/15/19) 

Location: McCreary County, Kentucky

Requested AML Pilot Funding: $1.1 million

Additional Funding: $4.65 million from other sources

AML Site Info: Priority 1, 2, and 3; unreclaimed and preciously reclaimed 

Project Partners: McCreary County Heritage Foundation 

Update: Portion of tracks have been removed. Continued work is tied to progress of the Big South 

Fork Scenic Railway Slide Repair FY 2018 Pilot Project. 

This project will renovate and revitalize the Big South Fork Scenic Railway in Stearns, Kentucky. 

AML Pilot funding will be used to remove/replace railroad tracks, ties, and switches; drainage 

improvements; and provide locomotive upgrades. Other funding will cover rehabilitation of existing 

buildings as a museum, visitor center, and bed and breakfast; reconstruction of a restaurant and 

theater; and improvements to the historic districts (sidewalks, drainage, paving, signs, and 

amenities). In total, these improvements are projected to result in an additional 61 full time and 14 

part time positions and increase the number of annual visitors by 27,000 after 3 years.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 39 of 112

Locomotive for the Big South Fork Scenic Railway

Photo Credit: Kentucky Division of Abandoned Mine Lands

Impact Outdoor Adventure (Phase 2) – Added since the FY 2016 – FY 2018 Pilot Report

Status: Preliminary OSMRE approval (8/13/19) 

Location: Clay County, Kentucky

Requested AML Pilot Funding: $200,000 

AML Site Info: Priority 3 unreclaimed and previously reclaimed 

Project Partners: Operation UNITE, Clay County Industrial Board 

Update: Project added to FY 2017 AML Pilot grant due to the availability of funding

This project expands the developments of the first phase funded by the FY 2016 Pilot in the creation 

of an Outdoor Adventure Park for mountain bikes adjoining 15 miles of existing trails. This second 

phase will add a small building (restroom/store), 29 RV parking pads, utility lines for sewer (1,445 

linear feet), electricity (2,430 linear feet), and water (1,235 linear feet), and construction of asphalt 

roads. The completed project will increase the number of annual visitors to the area. 

Knott & Perry Counties KY 476 & 80 Interconnect – Added since the FY 2016 – FY 2018 

Pilot Report

Status: Preliminary OSMRE approval (8/5/19) 

Location: Perry and Knott Counties, Kentucky

Requested AML Pilot Funding: $1.25 million 

Additional Funding: $350,000 from traditional Title IV AML funds to address physical hazards 

AML Site Info: Priority 2 unreclaimed

Project Partners: Knott County Water and Sewer District 

Update: Project added to FY 2017 AML Pilot grant due to the availability of funding

This project proposes to install 6,200 linear feet of 8-inch water supply line, a water storage tank, 

and a booster pump station to allow sufficient water supply to the city of Hazard. The Knott County 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 40 of 112

Water and Sewer District will sell water to the city via an existing water share agreement. This new 

water supply will benefit the current residents of Hazard and promote opportunity for new business 

to bring jobs to the area. It would also serve the Coalfields Regional Industrial Park, which is the 

site of "Project Core" funded by the FY 2018 Pilot grant. 

Kentucky Enterprise Industrial Park Speculative Building – Added since the FY 2016 – FY 

2018 Pilot Report 

Status: Preliminary OSMRE approval (6/6/19) 

Location: Pike County, Kentucky

Requested AML Pilot Funding: $6 million 

AML Site Info: Priority 1 and Priority 2 unreclaimed and previously reclaimed 

Project Partners: City of Pikeville 

Update: Project added to FY 2017 AML Pilot grant due to the availability of funding

This project is an addition to the Marion Branch Industrial Park (Now called the Kentucky 

Enterprise Industrial Park) that is funded through the FY 2016 Pilot grant. The City of Pikeville is 

proposing to construct a 65,000 sq. ft. building as a speculative building to attract more companies 

to the industrial park. The building will offer a mix of office and manufacturing space capable of 

being customized to suit the needs of the tenant. Another company was brought to the park in this 

manner and three new companies that have potential interest in the site. The project is estimated to 

create between 100 and 300 jobs but will depend on the business that would use the site. 

Rush Off-Road Park – Added since the FY 2016 – FY 2018 Pilot Report 

Status: Preliminary OSMRE approval (11/15/19) 

Location: Boyd County, Kentucky

Requested AML Pilot Funding: $4 million 

Additional Funding: $136,350 from local sources and $1.38 million in future investment

AML Site Info: Priority 3 unreclaimed

Project Partners: Rush Off-Road, Boyd County Fiscal Court, Kentucky Ohio Virginia Interstate 

Planning Commission, Private Investors 

Update: Project added to FY 2017 AML Pilot grant due to the availability of funding

This project plans to build infrastructure to support the Rush Off-Road Park including 2.75 miles of 

paved road, 33,400 ft. of sewer line, and 14,000 ft. of water line. This infrastructure will service the 

44,000 annual visitors to the park and improve access for local residents and emergency services 

when the road is flooded. Later phases of this project are proposing to construct 9-14 cabins, 44-54 

campsites, a welcome center, bathhouse, vehicle wash facility, and storage facility. With these 

improvements, an increase in visitation is expected, in addition to 9-18 full time jobs created with 

the completion of later phases. The sewer line is also cited to benefit 62 current homes.

Water System Controls and Raw Water Modifications 

Status: Preliminary OSMRE approval (2/21/18) - OSMRE final approval ATP issued (6/12/19) - 

Construction started (9/4/19) 

Location: Martin County, Kentucky

Requested AML Pilot Funding: $2.25 million 

Additional Funding: $1.2 million from traditional Title IV AML funds to address physical hazards 

AML Site Info: Priority 2 unreclaimed

Project Partners: Martin County Water District
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 41 of 112

Update: Requested traditional Title IV AML funds increased from $1 million to $1.2 million

This project will install a secondary raw water intake in the Tug Fork River and rehabilitate one of 

three water treatment plant clarifier/filters to provide improved water quality and redundancy for the 

local water supply. Piping, pumps, and controls will be upgraded to provide for this second intake. 

The raw water transmission main pipe (16-inch) will be extended 3,500 feet from the Crum 

reservoir to the existing water treatment plan. The additional intake and filter rehabilitation will 

improve water quality to 3,550 customers and may serve as a means to attract new business and 

industry to the region. 

Water Line Extension and Wastewater Treatment Facility for Federal Prison at Roxana - 

Tabled

Status: Preliminary OSMRE approval (7/31/18) - Tabled by Kentucky 

Location: Letcher County, Kentucky

Requested AML Pilot Funding: N/A - Originally requested $4.5 million

Additional Funding: N/A

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Letcher County Water and Sewer District (LCWSD)

This project has been tabled by Kentucky but originally proposed to construct a wastewater

treatment plant and 50,000 linear feet of water line extension to support the construction and 

operation of an 800-acre Federal correction facility in Roxana, Kentucky. The facility would house 

1,216 inmates and employ 300 full-time staff. It is estimated that the increase in employment and 

population should inject $3 to $4 million annually into the local community. If competed, this 

project is expected to increase water purchased from Knott County by 246,000 gallons which would 

generate $289,000 in revenue for the county. 

FY 2017 Pennsylvania 

Since the previous AML Pilot Report, Pennsylvania moved and reactivated a previously tabled Pilot 

project from FY 2016 to FY 2017. Including the 12 projects previously reported, OSMRE issued 

preliminary approval for 13 projects as of November 30, 2019, which have been awarded a portion 

of the available $25 million in FY 2017 funds. If applicable, changes in active projects and 

revisions to pilot funding requests from the previous Pilot Report are marked as an “Update” for 

each project in the list below.

Located in 8 counties across Pennsylvania, the 13 preliminarily approved AML Pilot projects 

include 5 outdoor recreation projects, 3 community development projects, 2 industrial construction 

projects, 2 multi-purpose projects, and 1 higher education project. Projects were selected for AML 

Pilot funding based on their potential to create long-term economic benefits in local coal 

communities. These projects will result in estimated outcomes that include: increased tourism by 

attracting 200,000 additional visitors to the region; new opportunities for 3900 students; the 

construction of 18.5 miles of trails; 1750 - 2300 new jobs created; and broader impacts that will 

yield infrastructure development, stronger local businesses, and restoration of public lands. In 

addition, the pilot projects have the potential to leverage an additional $1.25 for every $1 of AML 

Pilot Program funding from public and private economic development funds. Additional 

information can be found through the Pennsylvania Department of Environmental Protection. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 42 of 112

Map of active projects in Pennsylvania receiving FY 2017 AML Pilot funds
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 43 of 112

Hollars Hill South AML – Cranberry Creek Gateway Project

Status: Preliminary OSMRE approval (3/1/18) - OSMRE final approval ATP issued (6/27/18) 

Location: Luzerne County, Pennsylvania 

Requested AML Pilot Funding: $1.9 million

Additional Funding: $5.3 million from traditional Title IV AML funds to address physical hazards 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Can Do Inc. and Pagnotti Enterprises Inc. 

Update: Requested AML Pilot funding increased from $1 million to $1.9 million and traditional 

Title IV AML funds increased from $1.7 million to $5.3 million 

This project will reclaim and enhance 150 acres of abandoned mine land for development by 

eliminating dangerous highwalls, dangerous piles, embankments, hazardous equipment, facilities, 

spoil areas, and industrial and residential waste. This reclamation work will allow for the 

development of a portion of the Cranberry Creek Gateway Project, located in the Hollars Hill 

section of Hazle Township, PA. In its entirety, the Cranberry Creek Gateway Project is a 366-acre 

community development project that includes: a 5,000-seat stadium, sports dome/ice box, town 

center, commercial/retail space, low medium and high-density residential complexes, community 

ballfield complex, wildlife sanctuary/botanical garden and greenways. Based on similar projects, 

500-1,000 permanent full-time positions are expected when completed. 

Design Plan of the Hollars Hill South AML – Cranberry Creek Gateway Project

Black Dog Hollow/Fredericktown Coal Refuse Pile Reclamation Project – Previously tabled 

under the FY 2016 Pilot grant 

Status: Preliminary OSMRE approval (5/24/16) - OSMRE final approval ATP issued (12/6/16) - 

Construction started (12/6/18) 

Location: Washington County, Pennsylvania 

Requested AML Pilot Funding: $1 million
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 44 of 112

Additional Funding: $3.8 million from traditional Title IV AML funds to address physical hazards 

AML Site Info: Priority 2 unreclaimed and previously reclaimed 

Project Partners: East Bethlehem Township, Hobo Ventures Inc. 

Update: Project previously tabled by Pennsylvania and has been reactivated and moved to the FY 

2017 AML Pilot Grant. Requested AML Pilot funding decreased from $2 million to $1 million and 

traditional Title IV AML funds increased from $3 million to $3.8 million

This project will reclaim the abandoned Fredericktown Coal Refuse Pile, which is located within 

500 feet of 60 homes. The 45-acre coal refuse pile, which has steep, unstable slopes and severely 

eroded channels, will be regraded to create more stable slopes. It will also be compacted and 

capped with clean alkaline fill to allow for successful revegetation and recreational use as a public 

park. Portions of the site will be made available for future industrial development and plans are 

underway to establish a Recreational and Greenspace Public Park Development area to promote 

recreational use and tourism.

Can Do – North Park Drive Business Park

Status: Preliminary OSMRE approval (3/1/18) - OSMRE final approval ATP issued (10/16/18) 

Location: Luzerne County, Pennsylvania 

Requested AML Pilot Funding: $2 million 

Additional Funding: $657,900 from traditional Title IV AML funds to address physical hazards 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Can Do Inc. 

This project will reclaim approximately 4.5 acres of abandoned mine land including a highwall and 

hazardous waterbodies to prepare the site for development in the Can Do Industrial Park. At project 

completion, Can Do is ready to market the site as one property parcel. With this development, 85 – 

150 permanent full-time jobs are anticipated to be created. Additionally, safety will be improved for 

40 residences that are adjacent to the AML site. 

Dickson City Trail 

Status: Preliminary OSMRE approval (7/13/18) - OSMRE final approval ATP issued (12/21/18) 

Location: Lackawanna County, Pennsylvania 

Requested AML Pilot Funding: $400,000 

Additional Funding: $500,000 from DCNR and $470,000 from PennDOT

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Lackawanna Heritage Valley Authority, DCNR, and PennDOT 

This project will reclaim 7 acres of AML and construct 1 mile of trail along the Lackawanna River. 

This trail will be an extension of the “Lackawanna River Heritage Trail” which aims to create a 

recreation area that stretches the entire length of the Lackawanna River and eventually connect with 

the “Delaware and Lehigh Trail” in Wilkes Barre. Currently the Lackawanna River Heritage Trail 

has 13 miles completed with 4 miles in a design or construction phase. In 2017, the existing 

portions of the trail saw a total of 315,000 visitors.

Donaldson Culm Bank Stream Restoration Project 

Status: Preliminary OSMRE approval (3/1/18) - OSMRE final approval ATP issued (9/6/18) - 

Construction started (12/26/18) 

Location: Schuylkill County, Pennsylvania 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 45 of 112

Requested AML Pilot Funding: $2 million 

Additional Funding: $4.6 million from traditional Title IV AML funds to address physical hazards, 

$918,889 from Growing Greener, $300,000 from DCED, $25,000 from Williams Companies, and 

$500,000 from the National Fish and Wildlife Foundation 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Frailey Township, Natural Coal Company, YZ-05 Inc., Schuylkill Economic 

Development Corp., Rausch Creek Lands LR, Olympus Power – Westwood Plant, The Williams 

Companies Inc., Department of Community and Economic Development 

Update: Requested AML Pilot funding decreased from $2.1 million to $2 million, corrected 

additional funding received from Williams Companies from $25 million to $25,000 

This project will restore a natural flow path to Good Spring Creek and reclaim 60 acres of refuse 

material that is eroding into the creek near the village of Donaldson in Schuylkill County, PA. This 

will reduce the sediment load in 16 miles of stream and restore the creek’s ability to support a wild 

trout fishery which is estimated to generate $188,000 per year in economic revenue. The corrected 

stream path will also prevent/reduce future flooding events that have had significant cost to the area 

in the past in terms of repair expenses and loss of jobs. Residents in Frailey Township and 

surrounding areas will utilize 40 acres of the reclaimed area once it is converted into a recreation 

facility with interpretative walking trails, benches, and fishing access areas. 

Construction site for Donaldson Culm Project 

Photo Credit: Pennsylvania Department of Environmental Protection

Earth Conservancy Bliss Bank 3 Business Area

Status: Preliminary OSMRE approval (3/1/18) - OSMRE Final Approval - ATP issued (6/27/18) - 

Construction started (8/9/18) 

Location: Luzerne County, Pennsylvania 

Requested AML Pilot Funding: $2.5 million 

Additional Funding: $526,835 from traditional Title IV AML funds to address physical hazards 

AML Site Info: Priority 2 and 3 unreclaimed 

Project Partners: Earth Conservancy 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 46 of 112

This project will connect transportation access to two previously developed areas within the Bliss 

Bank Business Area though the reclamation 55 acres of abandoned mine land. In addition, 2,000 

linear feet of sewer, water, and gas line will be installed. These improvements will accelerate 

completion of the overall Bliss Bank Project by years, allowing actual development to take place 

much sooner than anticipated. When all phases are completed, 1,000 permanent full-time positions 

are expected. 

Construction site for Bliss Bank 3 Project 

Photo Credit: Pennsylvania Department of Environmental Protection

Gladden AMD Active Treatment Plant and Fishing Run Stream Sealing

Status: Preliminary OSMRE approval (9/25/18) - OSMRE Final Approval - ATP issued (7/2/19) 

Location: Allegheny County, Pennsylvania 

Requested AML Pilot Funding: $3 million

Additional Funding: $10 million from other sources 

AML Site Info: Priority 2 and 3 previously reclaimed 

Project Partners: South Fayette Conservation Group 

Update: Requested AML Pilot funding decreased from $6 million to $3 million, and funding from 

other sources increased from $2 million to $10 million
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 47 of 112

This project will construct an active acid mine drainage (AMD) treatment system that will enable 

recreational use of 14 miles of Chartiers Creek and 4 miles of Miller Run. The streams will be 

stocked with trout and accessible via two parks (Meyer Park and Middleton Park). The estimated 

annual revenue generated from fishing and boating on the 18 miles of stream is $891,000. The 4 

miles of Miller run also flow though the 300-acre Newbury Market Development site and will 

increase the value of the land for future commercial and residential tenants. The AMD treatment 

system can also be utilized as an educational tool for local schools and universities.

Lackawanna College Subsidence Abatement - Completed

Status: Preliminary OSMRE approval (3/1/18) - OSMRE final approval ATP issued (3/1/18) - 

Construction started (5/15/18) – Project completed (6/28/19) 

Location: Lackawanna County, Pennsylvania 

Requested AML Pilot Funding: $450,000 

AML Site Info: Priority 1 and 2 unreclaimed and previously reclaimed 

Project Partners: Lackawanna College 

This project has filled mine voids to prevent subsidence under the building at 409 Adams Ave. in 

Scranton, PA that is being used by Lackawanna College to expand their Culinary Arts Program. 

The expansion provides classrooms, housing, and dining facilities for the new Culinary Arts 

Program. It also provides additional classrooms, administrative offices, conference rooms, and 

laboratory spaces that support the operation of existing academic degree and continuing education 

programs. This overall expansion by Lackawanna College accommodates over 3,900 students 

annually and creates 66 permanent full-time positions, 21 permanent part time positions, 110 non‐

permanent construction jobs, and 265 indirect positions.

Porter Floodplain Restoration 

Status: Preliminary OSMRE approval (3/1/18) - OSMRE final approval ATP issued (5/8/18)- 

Construction started (9/11/18) 

Location: Schuylkill County, Pennsylvania 

Requested AML Pilot Funding: $2 million 

Additional Funding: $200,000 from traditional Title IV AML funds to address physical hazards, 

$373,309 from SFPC, $60,000 from SHA, and $200,000 from DCNR 

AML Site Info: Priority 2 and Priority 3 unreclaimed 

Project Partners: Stoudts Ferry Preparation Company, Schuylkill Headwaters Association, 

Schuylkill River Greenway Association, Reading Northern and Blue Mountain Railroad, DCNR, 

William Penn Foundation, Exelon, Porter Estate 

Update: 80% of refuse material has been removed and the trail is in the design stage 

This project will excavate and remove refuse material located on the Porter property that erodes into 

the Schuylkill River. Once all the material is removed from the site, the natural floodplain will be 

restored mitigating downstream flood potential in future high-water events. With the restoration of 

the floodplain, this project will also develop a missing section of the Bartram Trail which will 

connect 8.5 miles of trails within the Schuylkill River Trail Network. As part of the trail, Pilot funds 

will be used to rehabilitate an existing bridge that crossed the Schuylkill River. An estimated 61,000 

visitors will use the trail per year.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 48 of 112

Porter Floodplain Restoration Project

Photo Credit: Pennsylvania Department of Environmental Protection

Quakake Tunnel AML Treatment and Black Creek Trail

Status: Preliminary OSMRE approval (3/1/18) - OSMRE final approval ATP issued (6/4/18) - 

Construction started (9/4/18) 

Location: Carbon County, Pennsylvania 

Requested AML Pilot Funding: $2 million

Additional Funding: $600,000 from DCED Local Share Grant, $475,000 from the Carbon County 

Commissioners sub-grant from HUD, $1 million Redevelopment Assistance Capital Program, 

$300,000 from AMD Set-Aside, and $77,000 from Growing Greener 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Weatherly Borough, Carbon County Commissioners, DCED. Wildlife

Conservancy, USGS 

Update: Requested AML Pilot funding decreased from $3 million to $2 million

This project will construct an Active Acid Mine Drainage (AMD) Treatment Plant for the Quakake 

Tunnel discharge with the intent of restoring Black Creek for recreational use. Additionally, 6 

miles of trail from the Lehigh Gorge State Park to Weatherly Borough will be added, as well as a 

new Municipal Building for Weatherly Borough. Black Creek flows into the Lehigh Gorge State 

Park, a popular park that has biking, fishing and rafting enthusiasts as its primary users. With the 

mine water treated, approximately 8 miles of stream would be restored, making it fishable and 

generating approximately $350,000 yearly in revenue for the local economy.

Stineman Refuse Pile - Path of the Flood Trail (South Fork Southwest)

Status: Preliminary OSMRE approval (3/1/18) - OSMRE final approval ATP issued (3/19/18) - 

Construction started (12/26/18) 

Location: Cambria County, Pennsylvania 

Requested AML Pilot Funding: $2.1 million

AML Site Info: Priority 1 and 2 unreclaimed 

Project Partners: Cambria County, Cambria County Conservation and Recreation Authority, 

Stineman Ribbon Company 

Update: Requested AML Pilot funding increased from $2 million to $2.1 million and traditional 

Title IV AML funds are no longer requested 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 49 of 112

This project will remove 600,000 cubic yards of refuse materials from 20 acres that have trails used 

by the public. Waste mining material will be pulled away from the river to regrade and revegetate 

the site and neutralize acidity. The Cambria County Conservation and Recreation Authority plans to 

construct a 3-mile hiking/biking trail on the cleared site that will connect the Johnstown Flood 

National Memorial to the Path of the Flood Trail in Ehrenfeld. When completed, an estimated 

100,000 people per year will pass though the project area. 

Stineman Refuse Pile Site 

Photo Credit: Pennsylvania Department of Environmental Protection

Swoyersville Refuse Pile – Community Athletic Area

Status: Preliminary OSMRE approval (3/1/18) - OSMRE final approval ATP issued (6/27/18) - 

Construction started (9/21/18) 

Location: Luzerne County, Pennsylvania 

Requested AML Pilot Funding: $3.35 million

Additional Funding: $650,000 from traditional Title IV AML funds to address physical hazards

and funds from Olympus Power if project total surpasses $4 million

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Eastern Pennsylvania Coalition for Abandoned Mine Reclamation, Olympus 

Power, and Pagnotti Enterprises Inc. 

The project will reclaim 15 acres of abandoned mine land at the Swoyersville refuse pile site. 

Seven of those restored acres will be transferred to Swoyersville Borough for the development of 

community recreational facilities including a youth football field. The community recreational 

facilities will provide for recreational opportunities for all residents of Swoyersville and the 

surrounding area. The remaining 8 acres will available for development by the property owner. 

Olympus Power/Northampton Fuel have long range plans to reclaim the entire Swoyersville coal 

refuse pile which would ultimately restore 55 acres of AML which could all be used for 

industrial/commercial development within Swoyersville Borough resulting in job creation.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 50 of 112

TASA Refuse Piles – South Sandy Creek Restoration

Status: Preliminary OSMRE approval (3/1/18) - OSMRE final approval ATP issued (3/12/18) - 

Construction started (4/19/18) 

Location: Venango County, Pennsylvania 

Requested AML Pilot Funding: $3.1 million

Additional Funding: $156,000 from traditional Title IV AML funds to address physical hazards 

AML Site Info: Priority 2 and 3 unreclaimed and previously reclaimed 

Project Partners: Scrubgrass Generating Co., South Sandy Creek Watershed Association 

Update: Traditional Title IV AML funds increased from $20,000 to $156,000. As of November 30, 

2019, 80,053 tons of refuse had been removed from site and 33,790 tons of fly ash had been 

returned to site for watershed improvement. 

This project will excavate 200,000 tons of acid forming refuse and transport it to the Scrubgrass 

Generating Plant to be utilized to generate electricity. This material will support the 100 employees 

at the generating plant for 2 years. A portion of the resulting alkaline fly ash byproduct from the 

generation plant will be returned to the site and mixed with the existing soil to remediate the acid 

and reclaim the site. When completed, 52 acres of land will be restored for agricultural use and 

ground water quality will improve for two residential drinking wells. 

FY 2017 West Virginia

Since the previous AML Pilot Report, West Virginia submitted 2 additional project applications to 

use FY 2017 Pilot funds for a total of 12 projects. As of November 30, 2019, 1 project did not meet 

the AML Pilot eligibility criteria, however OSMRE issued preliminary approval to the remaining 11 

projects. West Virginia tabled 2 of these projects and 9 projects are currently active and have been 

awarded a portion of the available $25 million. If applicable, changes in active projects and 

revisions to pilot funding requests from the previous Pilot Report are marked as an “Update” for 

each project in the list below.

The nine active preliminarily approved AML Pilot projects include five outdoor recreation projects, 

two industrial/business construction project, one infrastructure project, and one agriculture project. 

Projects were selected for AML Pilot funding based on their potential to create long-term economic 

benefits in local coal communities. These projects will result in estimated outcomes that include: 

increased tourism by attracting over 22,000 visitors to the region; the construction of 80 miles of 

trails; hundreds of new jobs created; and broader impacts that will yield infrastructure development, 

stronger local businesses, and restoration of public lands. In addition, the pilot projects have the 

potential to leverage an additional $0.40 for every $1 of AML Pilot Program funding from public 

and private economic development funds. Additional information can be found through the West 

Virginia Department of Environmental Protection.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 51 of 112

 Map of active projects in West Virginia receiving FY 2017 AML Pilot funds
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 52 of 112

ATV Trail Camp at Coaldale 

Status: Preliminary OSMRE approval (3/15/18) - OSMRE final approval ATP issued (12/20/18) 

Location: Mercer County, West Virginia

Requested AML Pilot Funding: $1.8 million

Additional Funding: $2.3 million from other sources 

AML Site Info: Priority 2 unreclaimed

Project Partners: Hatfield McCoy Regional Recreation Authority, Mercer County Commission, 

Region I Planning and Development Council, WV Economic Development Authority, Mercer 

County Health Department, WV Department of Health, WVDEP, Mercer County Conservation and 

Visitor Bureau, Bluewell Public Service District, BB&T, NCIF, Thrasher Engineering, Triad 

Engineering, Envirotech 

This project will construct a trail camp for ATV riders adjacent to the site selected for the new

Pocahontas Trail Welcome Center and Trailhead in Mercer County, WV. The trail camp will cater 

to the diverse needs of ATV enthusiasts who visit the area and include lodging facilities (20 single 

and double cottages), a store with a restaurant, and an ATV part/service/storage/rental facility. The 

project will be completed in phases with the first phase utilizing Pilot funds to construct sewer, 

water, and electric lines and the lodging accommodations that will be able to host 200 guests at a 

time. Later phases, utilizing secured private funding, will construct a restaurant, general store, 

additional cottages, and other site amenities.

ATV Trail Camp at Coaldale Site Plan
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 53 of 112

Beaver Creek Fishery Enhancement

Status: Preliminary OSMRE approval (3/1/18) - OSMRE final approval ATP issued (4/30/19) 

Location: Tucker County, West Virginia

Requested AML Pilot Funding: $295,700 

Additional Funding: $15,300 in-kind

AML Site Info: Priority 3 unreclaimed 

Project Partners: Canaan Valley Institute, WV Division of Natural Resources, and the WV Division 

of Highways 

This project will restore 5 miles of Beaver Creek with the goal to improve recreational opportunities 

via visitor usability of the creek as a stocked trout fishery and the adjacent rail-trail. Enhancements 

include improvements to in-stream and pool habitats and planting riparian vegetation to provide 

long term buffer for the creek. This area is easily reached by local residents in Davis and Thomas, 

WV by access roads or rail-trail and will also serve as a gateway for visitors arriving in Tucker 

County, WV. When reclamation is completed, the creek is estimated to attract 5,000 anglers 

annually with an annual economic impact of $500,000. 

 

Buffalo Coal Site along Beaver Creek

Photo Credit: West Virginia Division of Highways
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 54 of 112

Clear Fork Rail Trail

Status: Preliminary OSMRE approval (3/30/18) 

Location: Raleigh County, West Virginia

Requested AML Pilot Funding: $2.25 million 

Additional Funding: $131,000 from other sources 

AML Site Info: Priority 2 unreclaimed

Project Partners: New River Gorge Regional Development Authority, National Coal Heritage Area 

Authority, ROST Whitesville Inc.

Update: Additional funds increased from $100,000 to 131,000

This project will reclaim a coal refuse pile and develop 8 miles of abandoned rail line that served 

historic coal mining operations. Creation of the Clear Fork Rail Trail will generate tourism and 

increase recreational opportunities for local residents. Interpretive signage along the trail will 

provide users with a glimpse into the history of the region and the coal communities through which 

the corridor passes. The trail is estimated to have 2,000 users in the first year and over 12,500 by 

the fifth year. These users are expected to generate $2.7 million in sales over the 5 years. Potential 

business opportunities to complement the trail include bike rental, shuttle services, lodging, and 

dining. 

Cline YMCA Complex (Phase 1) – Added since the FY 2016 – FY 2018 Pilot Report - Tabled

Status: Preliminary OSMRE approval (4/2/19) - Tabled by West Virginia 

Location: Raleigh County, West Virginia

Requested AML Pilot Funding: N/A – Originally requested $3 million

Additional Funding: N/A

AML Site Info: Priority 1 and Priority 2 unreclaimed and previously reclaimed

Project Partners: Cline Family Foundation and the Carter Family Foundation 

Update: Project originally added to FY 2017 AML Pilot grant due to the availability of funding. Tabled 

by West Virginia.

This project has been tabled by West Virginia but originally proposed to construct part of a new 

YMCA Facility in Beckley, WV. The new facility would feature and include a gym, indoor track, 

pool, exercise studios, and a preschool. Additionally, access to an adjacent AML site would be 

blocked. This was estimated to create 75 temporary construction jobs and 12 new permanent jobs at 

the YMCA. Visitation to the facility was estimated to increase 18% (from 3,700 to 4,370 annually). 

Grace Chapel Remediation and Redevelopment – Added since the FY 2016 – FY 2018 Pilot 

Report

Status: Preliminary OSMRE approval (6/6/19) - OSMRE final approval ATP issued (7/29/19) 

Location: Preston County, West Virginia

Requested AML Pilot Funding: $2.2 million

Additional Funding: $91,169 in local funds and $48,000 awarded by ARC through the POWER 

Federal Funding Opportunity

AML Site Info: Priority 2 unreclaimed 

Project Partners: I-68 Regional Economic Partnership, Preston County Economic Development 

Authority, the Thrasher Group 

Update: Project added to FY 2017 AML Pilot grant due to the availability of funding
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 55 of 112

This project proposes to rehabilitate a 44,000 sq. ft. industrial building and develop 6 acres of 

adjacent land to provide additional space for a future business to use the site. The site is owned by 

the Preston County Economic Development Authority and has a local manufacturing company that

is interested in moving into the rehabilitated building. This company currently has 175 employees 

and moving into this building will allow them to add 12 - 20 more. A range of 28 - 44 temporary 

jobs would also be created for this project. Additionally, funds will be used to remediate other 

conditions that prevent a new tenant from using the space including stormwater management, and 

removal of a disposal area, water intrusion, lead based paint, and asbestos materials. 

Ivy Branch Off-Road Development (Phase 1) 

Status: Preliminary OSMRE approval (3/30/18) - OSMRE final approval ATP issued (5/7/19) - 

Construction started (7/29/19) 

Location: Lincoln and Boone Counties, West Virginia

Requested AML Pilot Funding: $3.32 million

AML Site Info: Priority 2 unreclaimed 

Project Partners: Boone County Community and Economic Development Corporation, Lincoln 

County Economic Development Authority 

Update: This project is approximately 90% complete 

This project has purchased the former Ivy Branch Trail System to ensure the 2,600 acres stays 

available to the public for recreational and economic developmental purposes. Once public safety 

has been addressed with the reclamation of the AML sites, over 40 miles of new trails will be 

opened in the summer of 2020. These trails will be open for ATV use and also be able to 

accommodate full size vehicles such as jeeps. Within the first 5 years after project completion, it is 

estimated that 10 new businesses will be developed on the property, as well as 100 new cabins, and 

space for outdoor activities such as camping and kayaking. 

Livestock, Processing, and Value-Added Facility

Status: Preliminary OSMRE approval (3/30/18) - OSMRE final approval ATP issued (12/5/19) 

Location: Kanawha County, West Virginia

Requested AML Pilot Funding: $4 million 

Additional Funding: $1 million from other sources 

AML Site Info: Priority 1 and Priority 2 unreclaimed and previously reclaimed

Project Partners: Refresh Appalachia, WV Department of Agriculture, WV Small Business 

Development Center

This project will construct a modern, food-safe facility on abandoned mine land for converting local 

livestock to marketable meat. Construction is expected to create 10 – 15 temporary jobs and the 

completed facility, is estimated to directly create 30 – 37 jobs within 4 years, including at least 12 

entry-level positions. On-the-job training programs catered to former coal miners and veterans will 

be held at the site and are eligible as college credit. The facility will be owned by an established 

company with 500 clients that include restaurants, hotels, resorts, and country clubs in WV and the 

surrounding states. Additionally, indirect jobs relating to marketing, distribution, and sales would 

be created. 

Mountain State Broadband Expressway (Phase 2) 

Status: Preliminary OSMRE approval (10/27/2017) 

Location: Multiple counties, West Virginia
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 56 of 112

Requested AML Pilot Funding: $3.35 million 

Additional Funding: $18 million from other sources5

5 This funding was also reported with the first stage of this project that was funding with FY 2016 AML Pilot funds

AML Site Info: To be determined based on where tower locations are needed

Project Partners: Region VII Planning Council, Shentel Comm., Micrologic Inc., Microsoft. Inc. 

Update: This project is currently developing its environmental review

This project is a continuation of the project that used FY 2016 AML Pilot funding toward building 

an open-access fiber/wireless hybrid network of fiber linked high capacity telecommunication 

towers creating a foundational backbone running north and south through eastern WV. Planned 

towers will be dispersed along the path on AML sites and will provide affordable broadband service 

to rural areas which mostly lack access to the internet. When completed, this project will impact 20 

counties in WV including Barbour, Boone, Braxton, Fayette, Gilmer, Greenbrier, Harrison, 

Kanawha, Lewis, Lincoln, Logan, McDowell, Nicholas, Preston, Randolph, Taylor, Tucker, 

Upshur, Wayne, and Webster. 

Northern Cardinal Farms - Price Hunter Branch Hatfield AML

Status: Preliminary OSMRE approval (3/30/18) - OSMRE final approval ATP issued (10/5/18) - 

Construction started (10/9/18) 

Location: Boone County, West Virginia

Requested AML Pilot Funding: $3.2 million 

Additional Funding: $598,502 from other sources 

AML Site Info: Priority 1, 2, and 3; unreclaimed

Project Partners: Ftera Advisors LLC

Update: Additional funds increased from $598,198 to $598,502

This project will run a 100,000 square foot, modern, controlled-environment agriculture greenhouse 

operation and produce commercial quantities of leafy greens, vegetables, and fruits. Year-round 

operation with seasonal variation in production will accommodate changing light and energy 

components within the greenhouse’s operation cost structure. Local residents will be hired for 

approximately 15 construction jobs and at least 23 full-time employees at full capacity including 

displaced coal mining workers and veterans. A training curriculum will be developed for 

employees and may also be applied as an educational program for local middle and high schools. 

This project will serve as the foundation of highly processed packaged and canned food 

manufacturing facilities in WV and will provide a sustainable supply of affordable healthy 

vegetable and fruit produce to over 3,500 Boone County residents. 

Former TAZ Sawmill Site Development - Tabled as of the FY 2016 – FY 2018 Pilot Report 

Status: Preliminary OSMRE approval (3/1/18) – Tabled by West Virginia 

Location: Preston County, West Virginia

Requested AML Pilot Funding: N/A – Originally requested $2.2 million 

Additional Funding: N/A

AML Site Info: Priority 2 and Priority 3 previously reclaimed

Project Partners: The Thrasher Group, P.S. Energy, Old Colony Realty, Frazee Resource 

Management, I-68 Regional Economic Partnership, JB and Sons 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 57 of 112

This project has been tabled by West Virginia but originally proposed to purchase over 40 acres of 

previously reclaimed mine land and rehabilitate a 12,000 square foot building for use as an 

industrial site. Improvements include replacement of damaged and broken concrete and damaged 

downspouts, construction of a concrete barrier to keep water from draining under the garage wall, 

outside door replacement, roof repair on a building extension, and conversion of the HVAC system 

from propane to natural gas. Additionally, 3,200 linear feet of sewer and natural gas utility lines 

would be connected to the site to appeal to most industrial users. Job creation and capital 

investment are expected once a business is in place on site.

Triadelphia ATV Resort Project

Status: Preliminary OSMRE approval (3/15/18) 

Location: Logan County, West Virginia

Requested AML Pilot Funding: $1.57 million

Additional Funding: $6 million from the WW McDonald Land Company 

AML Site Info: Priority 2 unreclaimed

Project Partners: WW McDonald Land Company 

This project will support development of a resort along the Hatfield-McCoy Trail System in Logan 

County, WV. Pilot funds would be used to move WV State Route 80 over 12 feet to accommodate 

an existing railroad crossing which must be utilized for the resort access road. With AML Pilot 

funding, the WW McDonald Land Company (developer) is ready to invest $6 million for 2 phases 

of construction that includes: 33 cottages, 15 full hookup RV sites, and a general store. A phase 3 

would be added at a later date and construct a 40-room lodge that is estimated to see 3,000 annual 

overnight guests.

FY 2017 Alabama 

As of November 30, 2019, Alabama had submitted a total of three projects to use FY 2017 AML 

Pilot Funds that all received preliminary approval by OSMRE and are eligible to use a portion of 

the available $10 million. Located within two counties in northern Alabama, the three preliminarily 

approved AML Pilot projects include one outdoor recreation project and two multi-purpose 

projects. Projects were selected for AML Pilot funding based on their potential to create long-term 

economic benefits in local coal communities. These projects will result in estimated outcomes that 

include: increased tourism by attracting over 60,000 additional visitors to the region; the 

construction of community amenities and over 4.5 miles of roads and trails; new jobs created in two 

future industrial and commercial districts; and broader impacts that will yield infrastructure 

development, stronger local businesses, and restoration of public lands. In addition, the pilot 

projects have the potential to leverage an additional $5 for every $1 of AML Pilot Program funding 

from public and private economic development funds. Additional information can be found 

through the Alabama Department of Labor. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 58 of 112

Map of active projects in Alabama receiving FY 2017 AML Pilot funds
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 59 of 112

Grand River Technology Park

Status: Preliminary OSMRE approval (3/15/18) - OSMRE final approval ATP issued (2/19/19) - 

Construction started (4/1/19) 

Location: Jefferson County, Alabama 

Requested AML Pilot Funding: $6 million

Additional Funding: $41.2 million from other sources 

AML Site Info: Priority 2 and Priority 3 previously reclaimed

Project Partners: U.S. Steel Corporation, City of Birmingham, Southern Museum of Flight, 

Jefferson County, City of Leeds 

This is a multi-phase project to transform approximately 105 acres of undeveloped land adjacent to 

AML sites into a regional nexus for research and development, tourism, and light manufacturing. 

AML Pilot funds will be used to prep the site for construction and add road and sewer 

infrastructure. The first phase will involve the construction of a new building for the Southern 

Museum of Flight which estimates an increase in annual visitation from 60,000 to 120,000 with the 

new facility. Later phases will involve development of an Industrial Research and Light 

Manufacturing that will support regional automotive, medical, and industrial industries. The final 

phase involves construction of a residential development and elementary school to support the 

demand for housing with the jobs created in the Technology Park. 

Site preparations of Grand River Technology Park 

Photo Credit: Alabama Department of Labor
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 60 of 112

Hillsboro Community

Status: Preliminary OSMRE approval (3/15/18) - OSMRE final approval ATP issued (11/25/19) 

Location: Shelby County, Alabama 

Requested AML Pilot Funding: $3.25 million

Additional Funding: $9 million from other sources 

AML Site Info: Priority 1 and Priority 2 previously reclaimed

Project Partners: U.S. Steel Corporation, City of Helena, U.S. Army Corps of Engineers, Alabama 

Department of Environmental Management 

This is a multi-phase project to develop 3,600 acres for mixed use. The project will occur in four 

separate phases that will be connected by an integrated trail system linking the project to downtown 

Helena. Phase 1: Town Center Residential - Installation of sewer and utilities, plus grading and 

road construction of approximately 3,080 linear feet of roadway, to create 53 new residential lots. 

Phase 2: Town Center Commercial - Grading, utilities, parking and paving of approximately 14 

acres to facilitate the construction of a commercial district with over 46,000 sq. ft. of new retail, 

23,000 feet of office space, and up to 23,000 sq. ft. of second-level residential space. Phase 3: 

Hillsboro Lake and Trail System - Construction of a 21-acre lake encircled with 2 miles of walking 

trail, a 60-acre park and common area, and connection to the existing trail system. Phase 4: Coke 

Oven Park - Construction of 1 mile of trail alongside a landscaped park and a bridge along the 

abandoned Eureka Railroad bed.

Sicard Hollow Park 

Status: Preliminary OSMRE approval (3/15/18) - OSMRE final approval ATP issued (9/26/18) and 

reissued (11/27/18) - Construction started (November 2019)

Location: Jefferson County, Alabama 

Requested AML Pilot Funding: $750,000 

Additional Funding: $1.2 million from traditional Title IV AML funds to address physical hazards 

and $1.3 million from other sources 

AML Site Info: Priority 1, 2, and 3 previously reclaimed 

Project Partners: City of Vestavia Hills

This project will improve and expand the Sicard Hollow Athletic Complex and Park that was 

established as a recreational space by the City of Vestavia Hills on a reclaimed AML site. 

Currently the site features soccer facilities, trails, a playground, a splash pad, and a pavilion. AML 

Pilot funds will be used to continue improvements to the park which will include the addition of a 

turn lane into the park, parking improvements with 100 additional spots, addition of an 300 seat 

amphitheater and covered stage, installation of an additional 50 person pavilion, public wi-fi access, 

and the addition of a multi-purpose athletic court. When completed, visitation is expected to 

increase from the current 156,000 visitors per year. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 61 of 112

Site preparations of Sicard Hollow Park 

Photo Credit: Alabama Department of Labor

FY 2017 Ohio 

Since the previous AML Pilot Report, Ohio submitted 2 additional project applications to use FY 

2017 Pilot funds for a total of 10 projects that have received OSMRE’s preliminary approval. As of 

November 30, 2019, Ohio tabled 1 of the 10 projects and 9 projects are currently active and have 

been awarded a portion of the available $10 million. If applicable, changes in active projects and 

revisions to pilot funding requests from the previous Pilot Report are marked as an “Update” for 

each project in the list below.

Located across six counties in eastern Ohio, the nine active preliminarily approved AML Pilot 

projects include six outdoor recreation projects, two industrial construction projects, and one 

infrastructure improvement project. Projects were selected for AML Pilot funding based on their 

potential to create long-term economic benefits in local coal communities. These projects will 

result in estimated outcomes that include: hundreds of jobs created though industrial and 

commercial development; future development opportunities though sustaining rail infrastructure; 

and revenue generated from new visitors to outdoor recreations activities such as camping, youth 

sports, and hunting. In addition, the pilot projects have the potential to leverage an additional $1.6 

for every $1 of AML Pilot Program funding from public and private economic development funds. 

Additional information on the Ohio AML program can be found through the Ohio Department of 

Natural Resources - Division of Mineral Resources.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 62 of 112

Map of active projects in Ohio receiving FY 2017 AML Pilot funds
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 63 of 112

Big Run Gob Pile

Status: Preliminary OSMRE approval (3/1/18) 

Location: Belmont County, Ohio 

Requested AML Pilot Funding: $3.9 million 

Additional Funding: $1.45 million from FirstEnergy and $14 million from by Jobs Ohio 

AML Site Info: Priority 1 and Priority 3 unreclaimed 

Project Partners: JobsOhio and PTT Global Chemical America (PTTGCA) 

This project will reclaim 25 acres of mine waste material in preparation for the construction of a 

global scale petro-chemical plant. Reclamation will aid in the development of a 400- to 500-acre

facility necessary to build a $6 billion-dollar ethane cracker plant. The plant would use locally 

sourced raw petroleum liquids and would create hundreds of well-paying jobs. In addition, 

thousands of jobs are expected to be created for the construction and support of the plant. 

Future building site of the ethane cracker plant at the Big Run Gob Pile Project Site

Beaver Creek State Park - Added since the FY 2016 – FY 2018 Pilot Report 

Status: Preliminary OSMRE approval (6/24/19) - OSMRE final approval ATP issued (6/28/19) 

Location: Columbiana County, Ohio 

Requested AML Pilot Funding: $844,269 

AML Site Info: Priority 1 and Priority 2 unreclaimed and previously reclaimed

Project Partners: Beaver Creek State Park, Little Beaver Creek State Wild and Scenic River 

Advisory Council, and the North Country Trail Association 

Update: Project added to FY 2017 AML Pilot grant due to the availability of funding

This project will reclaim 21 acres within the Beaver Creek State Park to serve as new area for 

recreational use. This will include a 6-space parking lot (2,700 square feet), 840 ft of new trail, 660 

ft of fencing (at an overlook), construction of two kiosks, and improvement of an additional 400 ft 

of trail. With these improvements, visitation and camping in the park are expected to increase. 

Cadiz Rail Highwall

Status: Preliminary OSMRE approval (3/1/18) - OSMRE final approval ATP issued (3/29/18) 

Location: Harrison County, Ohio 

Requested AML Pilot Funding: $627,924 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 64 of 112

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: OMEGA and ODNR DMRM AML

This project will reclaim a dangerous high wall in order to improve the reliability and safety of the 

adjacent active railroad line and county road. Slips, sloughing, and erosion are evident along the 

highwall which have posed threats to the railroad and roadway. The railway currently provides up 

to 60 cars a day of stabilized condensate and coal to the Midwest Utica Terminal which maintains 

employment for 30 – 35 employees. This improvement will also provide potential future 

development for increased use with the addition of another rail line to a proposed landfill.

D.O. Hall Business Center Mine Stabilization

Status: Preliminary OSMRE approval (5/24/18) - OSMRE final approval ATP issued (12/4/18) - 

Construction started (3/11/2019) 

Location: Guernsey County, Ohio 

Requested AML Pilot Funding: $1.4 million 

Additional Funding: $150,000 from Cambridge/Guernsey County Community Development 

Corporation (CIC) 

AML Site Info: Priority 1 and Priority 2 unreclaimed and previously reclaimed

Project Partners: Rural Action, and the Cambridge/Guernsey County Community Development 

Corporation (CIC). 

The project will stabilize 4 acres currently situated over underground mines within the D.O. Hall 

Business Center. Once stable, this will allow further development into a 9-acre parcel within the 

area. Five businesses that employ a total of 370 individuals currently occupy 107 acres of the 

Business Center. The 9 acres made available by this project are expected to create 74 jobs with 

$5.8 million in facility capital costs. The Business Center is exploring expansion of one tenant into 

this and an adjacent area with a decision to be made in spring 2020.

Friendship Park Highwall

Status: Preliminary OSMRE approval (3/1/18) 

Location: Jefferson County, Ohio 

Requested AML Pilot Funding: $1.2 million 

Additional Funding: $8,269 from other sources 

AML Site Info: Priority 1 and Priority 2 unreclaimed and previously reclaimed 

Project Partners: Friendship Park District, Jefferson County Commissioners, Ohio Mid-Eastern 

Governments Association, and the Ohio Public Works Commission (Clean Ohio Conservation) 

This project will reclaim over 27 acres within Friendship Park in order to increase usable acres for 

visitors. The reclaimed acres will be used to establish native grassland which are a rarity in eastern 

Ohio. This attraction of new habitat is expected to result in an increase to park attendance as well 

as being well suited for academic research. Visitors will also experience improved safety within the 

park once the AML hazards have been removed. Activities in the park include camping, boating, 

fishing, picnicking, and hunting. 

Laney Field Highwall 

Status: Preliminary OSMRE approval (3/1/18) - OSMRE final approval ATP issued (9/17/19) 

Location: Jefferson County, Ohio 

Requested AML Pilot Funding: $284,392 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 65 of 112

Additional Funding: $16,500 from other sources 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: East Springfield Baseball Association 

Update: Requested AML Pilot funding increased from $103,000 to $284,392 and additional funding 

decreased from $35,000 to $16,500 

This project will regrade several AML sites to allow the creation of a multi-use sports field that is 

adjacent to the current local baseball field. The new field would be used for a number of sports 

including soccer, baseball, and various other sports and recreational opportunities. The additional 

field space would reduce conflicts at the existing field and increase the number of practices/games 

that can occur at the same time. It is anticipated that 20-40 T-ball games and 50-100 soccer games 

will use the field per year. Benefits of this project include the expansion of local youth sport 

options, additional opportunity for local businesses to sponsor teams, generation of concessions 

stand sales, and attracting visitors to East Springfield. 

Marcoll Mine Shaft and Facilities - Tabled as of the FY 2016 – FY 2018 Pilot Report 

Status: Preliminary OSMRE approval (3/1/18) – Tabled by Ohio

Location: Monroe County, Ohio 

Requested AML Pilot Funding: N/A – Originally requested $1.8 million 

Additional Funding: N/A

AML Site Info: Priority 1 unreclaimed

Project Partners: Energy Storage Ventures and PTT Global Chemical America 

This project has been tabled by Ohio but originally proposed to reclaim 70 acres including an 

abandoned mine shaft and associated structures in order to clear land for future development. This 

site would attract industrial development and businesses that would create local jobs that support 

the distribution of petroleum products. High producing oil and gas fields, pipelines, and a proposed 

Ethane Cracker plant are located nearby and access to the site would be possible via access to Ohio 

State Route 7, a railroad line, and the Ohio River. 

Powelson Wildlife Area Highwalls

Status: Preliminary OSMRE approval (3/1/18) - OSMRE final approval ATP issued (5/21/18) - 

Construction started (9/30/2018) 

Location: Muskingum County, Ohio 

Requested AML Pilot Funding: $4 million 

AML Site Info: Priority 1 and Priority 2 unreclaimed and previously reclaimed 

Project Partners: ODNR DOW

This project will reclaim over 13,000 ft. of dangerous high walls for the purpose of increasing 

visitation through improvements in hunting opportunity. This will be accomplished though the 

conversation of up to 137 acres to diverse habitats that are not currently found within the Powelson 

Wildlife Area. These habitats will be able to better manage game species including wild turkey, 

dove, and wood duck. Removal of the highwalls will also increase safe access to the area for local 

hunting groups, educational programs, and specialty hunts for handicapped individuals. 

Sally Buffalo Park (Phase 2) 

Status: Preliminary OSMRE approval (3/1/18) - OSMRE final approval ATP issued (3/12/18) - 

Construction started (6/25/2018)
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 66 of 112

Location: Harrison County, Ohio 

Requested AML Pilot Funding: $631,176 

Additional Funding: $250,000 from Sally Buffalo Park Development 

AML Site Info: Priority 1 and Priority 2 unreclaimed

Project Partners: OMEGA, Village of Cadiz, Sally Buffalo Park Board, ODNR DMRM AML 

Update: Requested AML Pilot funding decreased from $707,364 to $631,176 and additional 

funding decreased from $251,500 to $250,000 

This project will reclaim a dangerous high wall to provide a scenic view and provide space to add 

46 additional campsites to the Sally Buffalo Park which is owned and operated by the city of Cadiz. 

Currently the park has 245 camp sites and 30-amp electrical service for RVs. The 46 new camp 

sites are expected to be built in 2021 and will be used for primitive camping until new electrical 

service is run to the area providing 50-amp RV electric hookups. The additional camp sites and 

improved electrical service is expected to increase visitation and generate an additional $100,000 in 

annual revenue. 

The Wilds - Trout Lake Impoundment - Added since the FY 2016 – FY 2018 Pilot Report 

Status: Preliminary OSMRE approval (6/6/19) - OSMRE final approval ATP issued (8/13/19) - 

Construction started (8/21/2019) 

Location: Muskingum County, Ohio 

Requested AML Pilot Funding: $313,788 

Additional Funding: $75,000 from The Wilds 

AML Site Info: Priority 1 and Priority 3 unreclaimed and previously reclaimed

Project Partners: The Wilds 

Update: Project added to FY 2017 AML Pilot grant due to the availability of funding

This project will create 850 feet of roadway and repair a previously reclaimed impoundment to 

prevent erosion of the Trout Lake Dam within The Wilds (non-profit conservation center). Failure 

of the dam would result in devastating effects to the parks ability to run tours which serves 120,000 

visitors annually and employs 200 people. The new road would also allow for access to areas that 

will be developed in the future. 

FY 2017 Virginia 

As of November 30, 2019, Virginia had submitted a total of five projects to use FY 2017 AML Pilot 

Funds that all received preliminary approval by OSMRE and are eligible to use a portion of the 

available $10 million. Located across five counties in southwestern Virginia, the five preliminarily 

approved AML Pilot projects include two outdoor recreation projects, two industrial construction 

projects, and one visitor attraction project. Projects were selected for AML Pilot funding based on 

their potential to create long-term economic benefits in local coal communities. These projects will 

result in estimated outcomes that include: 267 acres of industrial ready building sites; increased 

tourism to local attractions; construction and improvement of 8.3 miles of trails; and broader 

impacts that will yield infrastructure development, stronger local businesses, and restoration of 

public lands. In addition, the pilot projects have the potential to leverage an additional $0.50 for 

every $1 of AML Pilot Program funding from public and private economic development funds. 

Additional information can be found through the Virginia Division of Mined Land Reclamation.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 67 of 112

Map of active projects in Virginia receiving FY 2017 AML Pilot funds
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 68 of 112

Project Reclaim

Status: Preliminary OSMRE approval (5/25/18) - OSMRE final approval ATP issued (11/7/18) - 

Construction started (3/1/2019) 

Location: Russell County, Virginia

Requested AML Pilot Funding: $3.2 million 

Additional Funding: Land donated by The Russell County Reclamation, LLC with a value of 

$1,105,500 

AML Site Info: Priority 1, 2, 3, and 5; unreclaimed and previously reclaimed

Project Partners: Russell County Reclamation, LLC and Russell County Industrial Development 

Authority 

acre regional industrial site. Removal of gob material will be completed as a no-cost AML

enhancement reclamation. Proximity to infrastructure that will remain, be repurposed, and 

otherwise available to support the new industrial site will include: 25,000 linear feet of existing rail 

siding, access to a 69 kV electric distribution line, electric substations, over 1.75 miles of gravel 

road, four access points with two bridges over Dumps Creek, redundant sources of water supply and 

natural gas. Three industrial projects have expressed interest in the site once reclamation is

This project will backfill and grade a 32-acre gob pile and repurpose adjacent lands to create a 67-

completed.

Project Reclaim site

Photo Credit: Virginia Division of Mined Land Reclamation

Cranesnest Trail and Portal Closure Project

Status: Preliminary OSMRE approval (3/29/18) - OSMRE final approval ATP issued (11/15/19) 

Location: Dickenson County, Virginia 

Requested AML Pilot Funding: $711,100 

AML Site Info: Priority 1 and Priority 3 unreclaimed and previously reclaimed 

Project Partners: Dickenson County

The project will consist of closure of nine old mine portals and converting 3,000 feet of the access 

road to a multiuse recreation trail. Additionally, 1,500 feet of new trail and a bridge across Holly 

Creek will be constructed so that a connection can be made to the existing Cranesnest Trail. The 

connection will allow the Cranesnest Trail to be connected to the road system serving the 

Cranesnest Campground and the Boat Ramp on Flannagan Reservoir and position the trail for 

further expansion on Flannagan Reservoir. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 69 of 112

Pocahontas Exhibition Mine and Museum (Phase 1) 

Status: Preliminary OSMRE approval (3/29/18) - OSMRE final approval ATP issued (2/6/19) - 

Construction started (7/10/2019) 

Location: Tazewell County, Virginia 

Requested AML Pilot Funding: $1.5 million 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Town of Pocahontas, Tazewell County Board of Supervisors, Tazewell County 

Tourism, Cumberland Plateau Planning District Commission, and Thompson & Litton, Inc. 

Update: The estimated increase in visitation has been divided between the phase 1 and phase 2. 

This project will refurbish the Pocahontas Exhibition Mine and Museum which lies near the 

Spearhead and Hatfield-McCoy Off-Road Trail Systems. With the renovation, new visitors will be 

attracted to the Exhibition Mine and Museum from the nearby trails. It is expected to result in a 

30% increase in ticket sales in the first year, generating an estimated $50,460 in revenue. A second 

phase of this project will include additional mine improvements, addition of a tram stop including 

an on-site eatery, and reclamation of abandoned mine land adjacent to the site for use in commercial 

business.

Project Intersection (Phase 1) 

Status: Preliminary OSMRE approval (3/30/18) - OSMRE final approval ATP issued (4/22/19) 

Location: City of Norton, Virginia 

Requested AML Pilot Funding: $3.5 million 

Additional Funding: $1.25 million from the Virginia Tobacco Commission

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed

Project Partners: Industrial Development Authority of the City of Norton, Regional Industrial 

Facilities Authority, and the Virginia Tobacco Commission 

This project is the first phase in the creation of 200 acres of desirable and highly visible industrial 

property with three building pads. This phase involves the purchase of the 200 acres, reclamation 

of an unstable highwall, rough grading for industrial pads (sites 2 and 3), and construction of a 

175,000 square foot shell building. This building has generated a letter of interest that estimates the 

creation of 63 jobs in 3 - 4 years. Future phases include site development for two additional 

industrial buildings (100,000 and 45,000 square feet) in addition to 1 mile of access roads and 

additional infrastructure (4,000 linear feet for water and sewer lines, and the deployment of 

broadband, natural gas, electric service). 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 70 of 112

Proposed work for Phase I of Project Intersection

Upper Tennessee River Roundtable – Devil’s Fork Project

Status: Preliminary OSMRE approval (3/29/18) - OSMRE final approval ATP issued (5/23/18) 

Location: Scott County, Virginia 

Requested AML Pilot Funding: $88,302 

Additional Funding: $172,350 from other sources 

AML Site Info: Priority 2 and Priority 3 unreclaimed 

Project Partners: U.S. Forest Service, Friends of SW Virginia, Scott County, and Appalachian 

Voices

This project will enhance the Devil's Fork Loop Trail though development of a new parking lot, trail 

improvements, and mitigation of two adjacent mine portals. The 7.3-mile trail is the primary access 

to the famous Devil's Bathtub and Three Forks waterfall and currently is not equipped to handle 

peak visitation of 800 - 1000 visitors per weekend. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 71 of 112

V. Implementation of the FY 2018 AML Pilot Program

OSMRE released the FY 2018 AML Pilot Guidance Document to stakeholders on September 14, 

2018. This guidance document was developed by OSMRE to assist the states in their selections of 

projects and reflected several improvements from the previous year. The guidance document 

outlined general criteria by which potential projects should be evaluated for eligibility and 

successful selection, as well as suggested means by which projects could meet the economic and 

community development nexus criteria. Updates to the guidance document for FY 2018 included 

reporting requirements and instruction for the purchase of real property. 

OSMRE facilitated a meeting on October 30, 2018, in Colorado with tribal AML Program staff 

from the Crow Tribe, Hopi Tribe, and the Navajo Nation to introduce and provide guidance on the 

AML Pilot Program. A follow-up meeting was held on December 18, 2018, with state and tribal 

AML Program staff from Kentucky, Pennsylvania, West Virginia, Alabama, Ohio, Virginia, Crow 

Tribe, Hopi Tribe, and the Navajo Nation to address questions and discuss changes and 

clarifications from the previous year. OSMRE notified eligible states and tribes on May 22, 2018, 

that their AML Pilot funding was available, and they could prepare grant applications. As of 

November 30, 2019, OSMRE has awarded FY 2018 AML Pilot Grants to Pennsylvania ($25 

million in December 2018), Kentucky and West Virginia ($25 million in January 2019), Ohio ($10 

million in January 2019) Alabama ($10 million in February 2019), and Virginia ($10 million in 

August 2019). OSMRE anticipates that FY 2018 AML Pilot grant applications from the tribes will 

be submitted in the coming months. Between November 30, 2018 and November 30, 2019, no 

projects using FY 2018 Pilot funds were completed (Figure 6).
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 72 of 112

0

2

4

6

8

10

12

14

16

18

KY PA WV AL OH VA Crow Hopi Navajo

Number of Projects

Under OSMRE Review Preliminary Approval ATP

Construction Started Project Completed Tabled

Figure 6: Status of FY 2018 AML Pilot Projects
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 73 of 112

FY 2018 Kentucky

As of November 30, 2019, Kentucky had submitted a total of 10 projects to use FY 2018 AML Pilot 

Funds. One project did not meet the AML Pilot eligibility criteria and four projects were under 

review by OSMRE (one of which is included in this report). OSMRE issued preliminary approval 

to the remaining five projects which are eligible to use a portion of the available $25 million. 

Located across four counties in eastern Kentucky, the five active preliminarily approved AML Pilot 

projects include, two industrial construction projects, one professional development/training project, 

one outdoor recreation/town development project, and one infrastructure development project. 

Projects were selected for AML Pilot funding based on their potential to create long-term economic 

benefits in local coal communities. These projects will result in estimated outcomes that include: 

increased tourism; workforce training for 30 students annually; nearly 1,200 new jobs created; and 

broader impacts that will yield infrastructure development, stronger local businesses, and restoration 

of public lands. In addition, the pilot projects have the potential to leverage an additional $1 for 

every $1 of AML Pilot Program funding from public and private economic development funds. 

Additional information can be found through the Kentucky Energy and Environment Cabinet. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 74 of 112

Map of projects in Kentucky under OSMRE review and with preliminary approval receiving FY 2018 AML Pilot funds
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 75 of 112

Project Core

Status: Preliminary OSMRE approval (5/2/19) - OSMRE final approval ATP issued (10/11/19) - 

Construction started (10/12/2019) 

Location: Perry County, Kentucky

Requested AML Pilot Funding: $6.5 million

Additional Funding: $3.6 million from the Perry County Fiscal Court and $14.3 million from 

Dajcor Aluminum Ltd.

AML Site Info: Priority 3 unreclaimed

Project Partners: Perry County Fiscal Court and Dajcor Aluminum Ltd.

This project will provide a new aluminum extrusion press needed for Dajcor Aluminum Ltd. to 

move into the Coalfield Regional Industrial Park (funded by the FY 2017 Pilot Program). An 

estimated 220 jobs are expected to be created and Dajcor plans to hire local talent including 

candidates trained at the Eastern Kentucky Advanced Manufacturing Institute (eKAMI) (funded by 

the FY 2016 and 2017 Pilot Program). Parts produced by Dajcor can be utilized by SilverLine who 

occupies an industrial building in the Marion Branch Industrial park (funded by the FY 2016 Pilot 

Program). 

Portion of the Aluminum Extruder Being Assembled

Photo Credit: Kentucky Division of Abandoned Mine Lands

Beattyville Connect

Status: Preliminary OSMRE approval (11/15/19) 

Location: Lee County, Kentucky

Requested AML Pilot Funding: $1.25 million

Additional Funding: $35,000 from the City of Beattyville

AML Site Info: Priority 3 unreclaimed

Project Partners: City of Beattyville
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 76 of 112

This project is proposing to purchase 10 acres to develop a hiking/biking trail head along Crystal 

Creek. The trail head will include bathrooms, picnic pavilion, playground, bike racks, bike wash 

station, mountain bike ramps, parking area, interpretive signs, and a passive acid mine drainage 

treatment facility. Additionally, the project would construct 0.8 mile of sidewalk, apply asphalt to 

0.5 mile of road/trail, and develop the Town Square to serve as a venue for markets and 

performances. These improvements are estimated to create 115 jobs (construction and business 

startups), 20% increase travel expenditure over 5 years, 30 % increase in vendors and visitors to the 

Town Square over 2 years, 4-5 jobs within 2 years on Main St, and occupancy of 2 vacant 

commercial spaces within 3 years.

Big South Fork Scenic Railway Slide Repair

Status: Under review for OSMRE’s preliminary approval as of November 30, 2019 

Location: McCreary County, Kentucky

Requested AML Pilot Funding: $1.5 million

AML Site Info: Priority 3 unreclaimed

Project Partners: McCreary County Heritage Foundation, Inc. 

This project will reclaim a landslide that is impacting 400 linear feet of rail line that is part of the 

Big South Fork Scenic Railway. Restoring rail access will increase ridership of the Big South 

Scenic Railway by 25% (5000 visitors with annual revenue of $145,000), restore 50% of visitors to 

the Big South Fork National River and Recreation Area (estimated 380,000 annual visitors), and 

increase in sales at the Blue Heron area gift shop by 70%. A pedestrian walkway may also be added 

across a railroad bridge to give an estimated 1,500 (annually) bicyclers access to 10 miles of old 

railroad bed. 

Eastern Kentucky Advanced Manufacturing Institute (eKAMI) Prison Reform

Status: Preliminary OSMRE approval (9/4/19) 

Location: Morgan County, Kentucky

Requested AML Pilot Funding: $3.4 million 

Additional Funding: $1.4 million from the Appalachian Regional Commission 

AML Site Info: Priority 3 unreclaimed

Project Partners: Appalachian Regional Commission, Kentucky Department of Corrections, and 

the East Kentucky Advanced Manufacturing Institute 

This project is an extension of the eKAMI Pilot Project (funded by the FY 2016 and 2017 Pilot 

Program) that constructed a training center to train 200 - 300 students per year in the use of 

advanced manufacturing equipment. This new project is proposing to build a training facility 

adjacent to the Eastern Kentucky Correctional Complex (a medium security facility) that could train 

up to 30 inmates per year. This project is expected to create additional jobs at the new training 

facility and provide inmates the opportunity for employment following incarceration. This is 

expected to reduce recidivism, which would save the prison system an estimated $300,000 annually. 

Martin County Water System Improvements

Status: Preliminary OSMRE approval (8/15/19) 

Location: Martin County, Kentucky

Requested AML Pilot Funding: $2 million 

AML Site Info: Priority 2 unreclaimed

Project Partners: Martin County Water District
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 77 of 112

This project proposes to improve local water infrastructure that will serve the Eastern Kentucky 

Business Park, Big Sandy Regional Airport, Big Sandy U.S. Penitentiary, and approximately 100 

households. Infrastructure to be added includes a 400 gallon per min pump station, 250,000-gallon 

storage tank, and 1,000 ft of new water line. The current facilities supported by the water provide 

500 jobs, and with improvements to the water system, it is expected that new businesses will be 

attracted to the business park and could create up to 500 new jobs. 

Outdoor Venture Corporation Expansion 

Status: Preliminary OSMRE approval (6/7/19) 

Location: McCreary County, Kentucky

Requested AML Pilot Funding: $3.5 million 

Additional Funding: $2 million from the Outdoor Venture Corporation, $2 million from USDAREDLG funds, and $1 million from a Community Development Block Grant 

AML Site Info: Priority 3 unreclaimed

Project Partners: McCreary County Fiscal Court and Outdoor Venture Corporation 

This project will provide industrial manufacturing equipment to the McCreary County Industrial 

Development Authority for use by the Outdoor Venture Corporation. This equipment will be used 

to produce state-of-the-art camouflage netting for the military. With this equipment, the Outdoor 

Venture Corporation is projected to create 150 jobs in the first 2 years and a total of 350 jobs in 10 

years.

Outdoor Venture Corporation Expansion Site
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 78 of 112

FY 2018 Pennsylvania 

As of November 30, 2019, Pennsylvania had submitted a total of 16 projects to use FY 2018 AML 

Pilot Funds that have all received preliminary approval by OSMRE and are eligible to use a portion 

of the available $25 million. One of these projects has since been tabled by the state. Located in 15 

counties across Pennsylvania, the 15 active AML Pilot projects include 11 outdoor recreation 

projects, 2 industrial/commercial developments, 1 infrastructure project, and 1 visitor attraction 

project. Projects were selected for AML Pilot funding based on their potential to create long-term 

economic benefits in local coal communities. These projects will result in estimated outcomes that 

include: increased visitation and improved experience for 130,000 visitors to the region; new 

opportunities for 5,000 students; nearly 6,000 new jobs created; and broader impacts that will yield 

infrastructure development, stronger local businesses, and restoration of public lands. In addition, 

the pilot projects have the potential to leverage an additional $1.4 for every $1 of AML Pilot 

Program funding from public and private economic development funds. Additional information can 

be found through the Pennsylvania Department of Environmental Protection.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 79 of 112

Map of active projects in Pennsylvania receiving FY 2018 AML Pilot funds
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 80 of 112

Presto-Sygan Acid Mine Drainage (AMD) Remediation at Newbury Market 

Status: Preliminary OSMRE approval (3/18/19) 

Location: Allegheny County, Pennsylvania 

Requested AML Pilot Funding: $1.49 million

Additional Funding: $264,944 from other sources 

AML Site Info: Priority 3 unreclaimed

Project Partners: Growing Greener, Newbury Development Associates, Biomost, Stream 

Restoration Inc., and Quality Aggregates, Inc. 

This project will construct a passive AMD treatment system in conjunction the creation of Newbury 

Market, a $500 million residential and commercial development. Significant economic impact is 

expected including the construction of 200 houses and the creation of 5,800 full time jobs. An 

additional 821 non-permanent and 636 support jobs are also projected to be created. Other aspects 

of the development include a hiking trail, over 10,000 linear feet of new sanitary sewer mains, over 

12,000 linear feet of new water and gas lines, and over 7 miles of new local roads, including several 

new bridges. Plans include over $10 million worth of improvements to the existing local and state 

highway infrastructure and estimate that $64 million will be generated in state tax (payroll, sales, 

corporate, etc.). 

Presto-Sygan Acid Mine Drainage (AMD) at Newbury Market Site

Anthracite Outdoor Adventure Area (AOAA) - Bear Valley

Status: Preliminary OSMRE approval (2/26/19) - OSMRE final approval ATP issued (3/25/19) - 

Construction started (8/15/2019) 

Location: Northumberland County, Pennsylvania 

Requested AML Pilot Funding: $2.5 million

Additional Funding: $7.2 million from traditional Title IV AML funds to address physical hazards 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 81 of 112

AML Site Info: Priority 2 and 3 unreclaimed

Project Partners: Northumberland County and the AOAA Authority

This project will reclaim approximately 90 acres of AML to expand development of the Anthracite 

Outdoor Adventure Area (AOAA). The AOAA trail system will be expanded to include 

approximately 6,600 linear feet of extreme Jeep crawling trails and approximately 4,370 linear feet 

of Jeep/ATV/dirt bike trails. A parking lot (150 feet by 300 feet), helicopter pad (100’x100’) for 

medical emergencies, and approximately 4,900 linear feet of improved roads for two-wheel drive 

vehicles will also be constructed. Currently, AOAA sells 30,000 passes per year and anticipates 

selling 37,500 passes annually after construction is completed. 

Anthracite Upland Pointing Dog Association 

Status: Preliminary OSMRE approval (4/24/19) - OSMRE final approval ATP issued (9/19/19) 

Location: Schuylkill County, Pennsylvania 

Requested AML Pilot Funding: $450,000 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Schuylkill County Conservation District, Penn State University Stewardship, 

Penn State Schuylkill Campus, Chesapeake Watershed Stewardship, Ruffed Grouse Society, 

Pheasants Forever, PA Game Commission, PA Falconry Association, American Kennel Club, North 

American Versatile Hunting Dog Association, and the Williams Valley Jr./Sr. High School 

This project will reclaim 10.6 acres of AML and seed an additional 18.2 acres to create 28.8 acres 

of habitat to attract birds for hunting. The site will be utilized for training hunting dogs and 

environmental education. It is anticipated that the site will be used for dog training 30 days per year 

with 40 participants for each event. The North American Versatile Hunting Dog Association 

(NAVHDA) Invitational plans to use the site to host 200 dogs and over 1,000 participants annually. 

In the off-season, the site would be used by 250 students annually for environmental education. 

Cecil Township Municipal Park - Tabled

Status: Preliminary OSMRE approval (3/11/19) - OSMRE final approval ATP issued (4/16/19) - 

Tabled by Pennsylvania 

Location: Washington County, Pennsylvania 

Requested AML Pilot Funding: N/A – Originally requested $1.9 million 

Additional Funding: N/A

AML Site Info: Priority 2 unreclaimed and previously reclaimed 

Project Partners: Cecil Township and ABB, Inc.

This project has been tabled by Pennsylvania but originally proposed to reclaim 26 acres of AML to 

clear the site for development of the Cecil Township public works building, a salt storage shed, and 

3700 ft of walking trail. With the new public works building, Cecil Township would be able to hire 

six more employees (four full time and two part time) and increase the amount of work they do by 

approximately 42%. Cecil Township estimated that a potential 1,100 residents would use the trail 

annually. 

Crowley Run Diversion 

Status: Preliminary OSMRE approval (5/30/19) 

Location: Clinton County, Pennsylvania 

Requested AML Pilot Funding: $1 million 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 82 of 112

Additional Funding: $1 million from traditional Title IV AML funds to address physical hazards 

AML Site Info: Priority 3 unreclaimed

Project Partners: Lock Haven University, PFBC, PSU-Hazleton, Clinton County Conservation 

District, and the Pennsylvania Department of Conservation and Natural Resources (DCNR) 

This project will construct a 1-mile diversion channel for Crowley Hollow that will significantly 

improve water quality in the final 1.2 miles of the AMD impacted Cooks Run. Economic benefits 

include the creation of 30 temporary construction jobs and restoration of $94,000 in lost annual 

revenue from trout fishing. As part of the Sproul State Forest, outdoor recreation opportunities are 

expected to increase visitation by 4% (approx. 7,000 visitors per year). 

Earth Conservancy Bliss Bank 4 

Status: Preliminary OSMRE approval (2/26/19) 

Location: Luzerne County, Pennsylvania 

Requested AML Pilot Funding: $2.5 million 

Additional Funding: $823,852 from traditional Title IV AML funds to address physical hazards 

AML Site Info: Priority 2 and Priority 3 unreclaimed

Project Partners: Earth Conservancy 

This project will reclaim 31 acres of AML within the Bliss Bank Business Park for future 

development. Infrastructure to connect the expanded area to the rest the business park will be added 

and includes installation of 1,600 linear feet of natural gas, water, electric, and sewer lines. These 

additions are expected to also improve reliability of the infrastructure on the original 220-acres of 

the business park. A new business that would move onto the 31-acre site is anticipated to sustain 

124 jobs. 

Eden East Water Line 

Status: Preliminary OSMRE approval (7/29/19) - OSMRE final approval ATP issued (8/27/19)

Location: Clearfield County, Pennsylvania 

Requested AML Pilot Funding: $2.7 million 

Additional Funding: $1.56 million from traditional Title IV AML funds to address physical hazards 

AML Site Info: Priority 2 unreclaimed

Project Partners: DCNR, D&L Reality, and the Lackawanna Heritage Valley Authority (LHVA)

This project will expand the Eden East Water Line Distribution System with infrastructure 

improvements that include installation of 30,000 linear feet of new water line and replacement of an 

additional 24,000 linear feet of water line. This expansion will improve water quality and provide 

potable water access for 38 households in Clearfield County, PA. Of the 38 homes, 25 currently 

have degraded and diminished water supplies that are a direct result of past coal mining operations. 

Electric Street Development

Status: Preliminary OSMRE approval (7/29/19) 

Location: Lackawanna County, Pennsylvania 

Requested AML Pilot Funding: $1.5 million 

Additional Funding: $410,000 from traditional Title IV AML funds to address physical hazards 

and $90,000 from other sources 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Covington Karthaus Girard Area Authority (CKGAA) and Goshen Township 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 83 of 112

This project will reclaim 24 acres of AML along the Lackawanna River and construct a 1-acre

public outdoor recreation area. This will include a small parking area, 4,700 ft walking trail, and 

boat access to the river. It is estimated to attract 500-600 fishing enthusiasts and 15-20 

boats/canoe/kayaks a day during highwater season. Special events and fundraisers would also use 

the site including the Steamtown Marathon which has 3,000 registered runners. The remaining 

acreage will be available for future business development and could create an estimated 20-30 full 

time jobs. 

Spoil area on Electric Street Development Project Site

Forest City East - Pennsylvania Fish and Boat Commission (PFBC) Access 

Status: Preliminary OSMRE approval (2/26/19) - OSMRE final approval ATP issued (8/28/19) 

Location: Susquehanna and Wayne Counties, Pennsylvania 

Requested AML Pilot Funding: $1.5 million 

Additional Funding: $1.3 million from traditional Title IV AML funds to address physical hazards 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed

Project Partners: Linde Corporation, PFBC, and Forest City Partnership LLC 

This project will reclaim 55 acres of AML, re-stabilize 4,000 ft of riverbank for fishing access, and 

construct a public river access point managed by the PA Fish and Boat Commission. The river 

access will include a gravel road to a parking area and a canoe/kayak launch area. The site is 

projected to be used by 500-600 fisherman and 15-20 canoes and kayaks users per day during the 

high season. The Lackawanna River Corridor Association will also use the site for fundraisers 

twice a year that will draw hundreds of visitors. 

Huling Branch East

Status: Preliminary OSMRE approval (2/26/19) - OSMRE final approval ATP issued (3/13/19) 

Location: Clinton County, Pennsylvania 

Requested AML Pilot Funding: $3 million 

Additional Funding: $2 million from traditional Title IV AML funds to address physical hazards 

AML Site Info: Priority 2 and 3 unreclaimed 

Project Partners: DCNR and the American Chestnut Foundation 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 84 of 112

This project will reclaim 10 acres of AML within the Sproul State Forest to construct 3,650 linear 

feet of recreational ATV Trails, a rock obstacle course, a parking area, and a helicopter landing area 

for medical evacuations. Fundraisers, including Relay for Life, would also use the trail which could 

further increase visitation. In addition to ATV use, the reclamation will improve wildlife 

observation and fishing opportunities for visitors. Altogether, this project is estimated to increase 

visitation to Sproul State Forest by 4 % (approx. 7,000 visitors per year). 

Morgan Run Recreational Facility 

Status: Preliminary OSMRE approval (2/26/19) - OSMRE Final Approval - ATP issued (3/20/19) 

Location: Clearfield County, Pennsylvania 

Requested AML Pilot Funding: $500,000 

AML Site Info: Priority 2 and 3 unreclaimed 

Project Partners: CenClear Child Services, Inc.

This project will reclaim 20 acres of AML including 1,700 linear feet of highwall within the 

Morgan Run Recreational Facility. The facility is utilized for educational and recreational 

opportunities by local youth groups and this project would increase safety for trails that previously 

existed on the property. New infrastructure being added includes 0.5 mile of new trails, an 

amphitheater, and a parking lot. Currently the facility serves 7,444 clients and staffs over 700. 

Additional development of the site will be possible in the future with completion of the reclamation.

No. 9 Coal Mine and Museum Complex/ Dorrance Colliery 

Status: Preliminary OSMRE approval (2/26/19) - OSMRE final approval ATP issued (7/9/19) 

Location: Carbon County, Pennsylvania 

Requested AML Pilot Funding: $1.38 million 

Additional Funding: $1.12 million from traditional Title IV AML funds to address physical hazards 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: No. 9 Coal Mine Museum and Pagnotti Enterprises, Inc. 

This project will transport two steam engines and other historic mining equipment from the 

Dorrance Colliery to use as static displays at the No. 9 Coal Mine and Museum Complex. This 

project will enlarge the museum square footage and is estimated to increase visitation 15-20 % 

(approximately 1,350 visitors per year). The local economy is also expected to benefit from the 

increase in visitors to meet demand for restaurants, fuel, and lodging. 

Six Mile Run Restoration

Status: Preliminary OSMRE approval (5/30/19) 

Location: Bedford County, Pennsylvania 

Requested AML Pilot Funding: $350,000 

Additional Funding: $30,000 from Broad Top Township 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Broad Top Township 

This project will provide maintenance for 35 existing AMD passive treatment systems over 3 years 

including monitoring the water and general repair of pipes/etc. The maintenance work will sustain 

three full time jobs. The treatment systems impact 9.2 miles of steams which the Pennsylvania Fish 

and Boat Commission has calculated to provide $582,000 in annual revenue from recreation. The
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 85 of 112

Southern Alleghenies Planning & Development Commission has highlighted the favorable 

conditions the project will create for the community.

Slippery Rock Watershed: AMD Treatment, Education and Recreation Project 

Status: Preliminary OSMRE approval (4/18/19) 

Location: Butler County, Pennsylvania 

Requested AML Pilot Funding: $176,246 

Additional Funding: $921,932 from Growing Greener and $285,037 from other sources 

AML Site Info: Priority 3 unreclaimed

Project Partners: Growing Greener, Moraine, McConnells Mill and Jennings Commission, 

BioMost Inc., Butler County Chapter of North Country Trail Assoc, Jennings Environmental 

Education Center State Park, Moraine State Park, PA Game Commission State Game Lands No. 

95, Slippery Rock Watershed Coalition, and Stream Restoration Inc. 

This project will refurbish an abandoned schoolhouse for use as a museum and environmental 

education center as part of the Jennings Environmental Education Center (a Pennsylvania State 

Park). These renovations also include a parking lot and restroom facility. Additionally, this project 

will provide maintenance to a passive AMD treatment facility which is an educational focus of the 

State Park and is projected to provide $553,830 per year in economic benefit through recreation. 

Maintenance will also be provided for 10 miles of the North Country Trail which includes four 

bridges. Altogether, this project is projected to improve the experiences of 80,000 visitors and 

5,000 students per year. 

AMD Treatment, Schoolhouse Renovations, and Trail improvements needed for Slippery Rock Watershed
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 86 of 112

Stonycreek and Little Conemaugh River Improvement and Reinvestment Project

Status: Preliminary OSMRE approval (5/8/19) 

Location: Somerset and Cambria Counties, Pennsylvania 

Requested AML Pilot Funding: $1.9 million

Additional Funding: $4.4 million from the USACE, $2.36 million from the Foundation for PA 

Watersheds (PFW), $1.76 million from Growing Greener, $100,000 from DCED, $100,000 from 

WCAP, $25,000 from EPA, and $861,000 from other sources

AML Site Info: Priority 2 and 3 unreclaimed and previously reclaimed

Project Partners: Growing Greener, Pennsylvania Department of Community and Economic 

Development (DCED), OSMRE Watershed Cooperative Agreement Program (WCAP), U.S. Army 

Corp of Engineers (USACE), Environmental Protection Agency (EPA), Foundation for PA 

Watersheds (PFW), Somerset Conservation District, Cambria Somerset Authority, Coal Tubin', 

Johnstown Wire Technologies, The Greater Johnstown Water Authority, Vision 2025, The City of 

Johnstown, Shade Creek Watershed Assoc, Cambria County Conservation and Recreation 

Authority 

This project will enhance recreational opportunities in Johnstown and around the Quemahoning 

Reservoir by providing maintenance, improvements, and upgrades to several acid mine drainage 

(AMD) treatment systems. The resulting improvements to water quality and supply capacity of the 

Saltlick Reservoir are expected to allow additional housing or industrial development in the 

Johnstown Area. Pilot funds will also be used to construct 4 miles of mountain bike trail, and phase 

1 of a small park that includes 500 ft of walkway. The bike trails are estimated to attract 12,000 - 

15,000 visitors per year. Future additions to the park include a boardwalk, dock, and zipline. 

Tioga River Restoration – Morris Run Acid Mine Drainage (AMD) Treatment Plant

Status: Preliminary OSMRE approval (5/29/19) 

Location: Tioga County, Pennsylvania

Requested AML Pilot Funding: $4 million

Additional Funding: $8 million from other sources

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: DCNR, Conservation District, The Susquehanna River Basin Commission 

(SRBC), and The Tioga County Concerned Citizens Committee, Inc. (TCCCC) 

This project will increase fishing and outdoor recreation along 20 miles of streams (18 miles of 

Tioga River, 1 mile of Coal Creek, 1 mile of Morris Run) with the construction of an AMD 

treatment plant. The area will see an influx of fisherman and boaters such as kayakers to enjoy the 

newly restored watershed which is estimated to generate $875,000 per year in revenue for the local 

economy. In addition, the area may attract more hikers, outdoor enthusiasts, and businesses such as 

sporting goods stores. Access to the waterway is available via U.S. Route 15 which parallels the 

Tioga River. 

FY 2018 West Virginia

As of November 30, 2019, West Virginia had submitted a total of 11 projects to use FY 2018 AML 

Pilot Funds that all received preliminary approval by OSMRE and are eligible to use a portion of 

the available $25 million. One of these projects has since been canceled by the state. The 10 active 

preliminarily approved AML Pilot projects include 5 attraction/outdoor recreation projects, 4 

infrastructure projects, and 1 agriculture project. Projects were selected for AML Pilot funding 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 87 of 112

based on their potential to create long-term economic benefits in local coal communities. These 

projects will result in estimated outcomes that include: increased tourism by attracting

approximately 30,000 visitors to the region; the construction of 16.5 miles of trails; approximately 

115 new jobs created; improved infrastructure for 829 customers; and broader impacts that will 

yield infrastructure development, stronger local businesses, and restoration of public lands. In 

addition, the pilot projects have the potential to leverage an additional $0.50 for every $1 of AML 

Pilot Program funding from public and private economic development funds. Additional 

information can be found through the West Virginia Department of Environmental Protection.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 88 of 112

Map of active projects in West Virginia receiving FY 2018 AML Pilot funds
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 89 of 112

Ashland Resort Tourism Development Park 

Status: Preliminary OSMRE approval (3/5/19) 

Location: McDowell County, West Virginia

Requested AML Pilot Funding: $2.3 million 

Additional Funding: $2.1 million from other sources 

AML Site Info: Priority 2 previously reclaimed

Project Partners: Hatfield-McCoy Regional Recreation Authority, Ashland Resort, and Pioneer 

Community Bank 

This project will utilize 17 acres of preciously reclaimed AML property to expand the Ashland 

Resort by adding 3 new lodges, a camp store, an outdoor entertainment complex, an ATV storage 

building, and a wastewater treatment facility and associated infrastructure. The new lodging and 

camp store are estimated to increase the number of annual ATV tourists by 1,200, increase the 

average length of stay by 5% (600 camper site nights), and have an annual economic impact of over 

$2 million. The resort is expected to sustain its growth rate and add 25 jobs and 6,400 trail users in 

the next 3-5 years. 

Design Plan for Ashland Resort Tourism Development Park

Ashland/Crumpler (Elkhorn Creek) Sewer Project 

Status: Preliminary OSMRE approval (3/18/19) 

Location: McDowell County, West Virginia

Requested AML Pilot Funding: $4.1 million 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partner: McDowell Public Service District

This project will construct a new wastewater treatment plant and 4 miles of new sewer line to serve 

the communities of Ashland and Crumpler. It would provide service for 115 households (275 

residents) and the Indian Ridge ATV Resort. Between 15 and 20 construction jobs are estimated to

be created for this project. These communities are along the Hatfield-McCoy Trail and are missing 

economic opportunity to serve trail users with lodging and food services. It is estimated that 29 

jobs could be created with businesses that could move in with the new sewer line to support the 

tourism industry that uses the trail.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 90 of 112

Berwind Water Treatment Plant

Status: Preliminary OSMRE approval (4/4/19) - OSMRE final approval ATP issued (9/3/19) 

Location: McDowell County, West Virginia

Requested AML Pilot Funding: $238,000 

Additional Funding: $50,000 from other sources 

AML Site Info: Priority 2 unreclaimed and previously reclaimed

Project Partners: Regional 1 planning and development council, and McDowell County EDA 

This project will make improvements and repairs to the Berwind Water Treatment Plant, which

provides clean water to 582 customers. The water treatment plant would also service Berwind Lake 

Park which is planning to increase the number of cabins it has to accommodate an increase in 

visitors from an extension of the Hatfield-McCoy Trail. Upgrades to the treatment plant are 

expected to create 15-20 temporary construction jobs and the economic impact of the cabins is 

estimated to result in an annual increase of 1,000 visitors, generate $500,000 annually, and create 5 

permanent jobs. 

Cline YMCA Complex (Phase 2) - Tabled

Status: Preliminary OSMRE approval (4/2/19) - Tabled by West Virginia 

Location: Raleigh County, West Virginia

Requested AML Pilot Funding: N/A – Originally requested $4 million

Additional Funding: N/A

AML Site Info: Priority 1 and Priority 2 unreclaimed and previously reclaimed

Project Partners: Cline Family Foundation and the Carter Family Foundation 

This project has been tabled by West Virginia but originally proposed to construct part of a new 

YMCA Facility in Beckley, WV. The new facility would feature and include a gym, indoor track, 

pool, exercise studios, and a preschool. Additionally, access to an adjacent AML site would be 

blocked. This was estimated to create 75 temporary construction jobs and 12 new permanent jobs at 

the YMCA. Visitation to the facility was estimated to increase 18% (from 3,700 to 4,370 annually). 

Iaeger Regional Sewer Project (Phase 1)

Status: Preliminary OSMRE approval (3/18/19) 

Location: McDowell County, West Virginia

Requested AML Pilot Funding: $1 million 

Additional Funding: $5.4 million from other sources 

AML Site Info: Priority 2 and 3 unreclaimed and previously reclaimed

Project Partners: HUD-SCBG, WV IJDC, ARC, WVDEP, and HUD Small Cities Design Loan 

This project will build a new wastewater treatment plant and 4.9 miles of new sewer line to serve 

the Town of Iaeger. It would provide service for 118 customers including 97 residential houses, 10 

small commercial buildings, and eleven community customers (including Iaeger Elementary School 

which serves 263 students). An additional 25 jobs are expected to be created for construction, field 

staff, and the wastewater plant. This community is along the Hatfield-McCoy Trail and is missing 

economic opportunity to serve trail users with lodging and food services. It is estimated that 50 

jobs could be created in Iaeger with businesses that could move in with the new sewer line to 

support the tourism industry that uses the trail. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 91 of 112

Ivy Branch Off-Road Development Park (Phase 2) 

Status: Preliminary OSMRE approval (3/5/19) 

Location: Boone County, West Virginia

Requested AML Pilot Funding: $1.3 million 

AML Site Info: Priority 2 unreclaimed

Project Partners: Hatfield-McCoy Regional Recreation Authority 

This project is the second phase of the Ivy Branch Off-Road Development, which purchased the 

2,600-acre Ivy Branch Trail System through the FY 2017 Pilot program. This new phase for FY 

2018 will construct 6 new cabins with utilities, a canoe and kayak launch, a 40-vehicle parking lot, 

and provide designs for the final site layout with future investment from multiple sources. The new 

cabins are expected to host 3,650 visitors per year who could generate $547,000 for the local 

economy annually. It is estimated the canoe and kayak launch will be used by 10,920 visitors per 

year, which could generate $598,000 for the local economy annually 

Patriot Guardens Golden Delicious Apple Production Project (Phase 2)

Status: Preliminary OSMRE approval (4/23/19) 

Location: Nicholas County, West Virginia

Requested AML Pilot Funding: $5 million 

AML Site Info: Priority 2 and 3 unreclaimed and previously reclaimed

Project Partners: WV National Guard, Central Appalachia Empowerment Zone, USDA, and 

Pardee Natural Resources 

This project is the second phase of the Patriot Guardens Golden Delicious Apple Production Project 

that will plant 97,000 trees and has constructed various facilities through the FY 2016 Pilot 

program. The new phase for FY 2018 will plant an additional 400,000 trees, add additional 

facilities, and establish beehives for pollination. Between 5 and 10 jobs will be created over 2 years

with this initial project expansion. Further expansion of this site is expected to reach a total of 1 

million trees and an estimated 379-481 jobs once the facility is at full production. 

Reclaiming the Cheat River as an Economic Asset through Trail Enhancement (RE-CREATE)

Status: Preliminary OSMRE approval (10/7/19) 

Location: Preston County, West Virginia

Requested AML Pilot Funding: $3 million 

Additional Funding: $218,600 from other sources 

AML Site Info: Priority 2 unreclaimed and previously reclaimed

Project Partners: WVDOH, FOC, Preston Co. Parks and Rec., Human Resources Development 

Fund, and the WV Humanities Council 

This project will construct 8.09 miles of non-motorized rail trail along the Cheat River and feature a 

learning park where visitors can learn about the area’s history of mining and reclamation. The 

number of visitors will be tracked after the trail is in use. Additionally, the project will create a 

Trail Town program to work collaboratively with local communities to attract more visitors and

generate additional economic opportunity. It is estimated that the project will result in nearly $7.5 

million of economic activity and support nearly 50 jobs. In the long term, the Trail Town Program 

will directly employ a smaller number of people on a permanent basis.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 92 of 112

Proposed Cheat River Rail Trail

Town of Bradshaw Sanitary Sewer Upgrade 

Status: Preliminary OSMRE approval (4/4/19) 

Location: McDowell County, West Virginia

Requested AML Pilot Funding: $1.5 million

Additional Funding: $4.7 million from other sources 

AML Site Info: Priority 1 and 2 previously reclaimed

Project Partners: ARC, USDA, CWSRF, and IJDC

This project will rehabilitate the Town of Bradshaw's sanitary sewer system, which is currently 

barely functional, suffering from high energy consumption, and has high maintenance costs. 

System upgrades will improve service to 129 residential and commercial customers plus 2 regional 

schools, a health facility, community center, library, and senior center. The rehabilitation is 

estimated to create 20 temporary construction jobs and the upgraded sewer system is expected to 

attract new businesses to the area that will create permanent jobs. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 93 of 112

Vandalia: Highlands Conservation and Recreation 

Status: Preliminary OSMRE approval (4/24/19) - OSMRE final approval ATP issued (8/26/19) 

Location: Tucker County, West Virginia

Requested AML Pilot Funding: $400,000 

Additional Funding: $1.86 million from other sources 

AML Site Info: Priority 3 unreclaimed

Project Partners: Heart of the Highlands, Vandalia Heritage Foundation, WVLT, and OHCF 

This project will purchase 860 acres to maintain public access to 8.5 miles of bike trails in an area 

that greatly depends on outdoor recreation (adjacent to Canaan Valley National Wildlife Refuge, the 

National Youth Science Foundation, and 100 acres that has plans to be developed as a live 

performance venue). The trails host three bike races and a bike festival each year that totaled 551 

attendees across all four events in 2018. The trails are able to handle approximately 10,000 visitors 

per year, but actual visitation will be measured once the project is complete.

West Virginia Elk Restoration Project (Phase 2)

Status: Preliminary OSMRE approval (3/18/19) 

Location: Logan and Mingo Counties, West Virginia

Requested AML Pilot Funding: $1.55 million

AML Site Info: Priority 2 unreclaimed 

Project Partners: West Virginia Division of Natural Resources

This project is the second phase of the West Virginia Elk Restoration Project which will construct a 

viewing deck and storage facility through the FY 2016 AML Pilot program. This new phase for FY 

2018 will reclaim a highwall and construct a visitor center on the site. Once completed, the visitor 

center is conservatively estimated to attract thousands of visitors per year. Based on elk 

restoration programs in other states, the completion of this project is anticipated to generate $6.2-

$13.2 million annually. Between 40 and 50 jobs are expected to be created for construction and 4-6 

seasonal or part-time employees will be hired to run the visitor center. 

FY 2018 Alabama

Alabama submitted a total of five projects to use FY 2018 AML Pilot Funds, which as of November 

30, 2019, were under review to receive preliminary approval from OSMRE. Located within three

counties in northern Alabama, the five AML Pilot projects pending preliminary approval include 

two outdoor recreation projects, two industrial/commercial developments, and one multi-purpose 

project. Projects are selected for AML Pilot funding based on their potential to create long-term 

economic benefits in local coal communities. These projects could result in estimated outcomes 

that include: increased tourism by attracting approximately 1,000 additional visitors to the region; 

nearly 2,200 new jobs created in future industrial and commercial districts; and broader impacts that 

will yield infrastructure development, stronger local businesses, and restoration of public lands. In 

addition, the pilot projects have the potential to leverage an additional $0.20 for every $1 of AML 

Pilot Program funding from public and private economic development funds. Additional 

information can be found through the Alabama Department of Labor. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 94 of 112

Map of projects in Alabama under OSMRE review to receive FY 2018 AML Pilot funds
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 95 of 112

Piper Mine Reclamation Project

Status: Under review for OSMRE’s preliminary approval as of November 30, 2019 

Location: Bibb County, Alabama 

Requested AML Pilot Funding: $2.43 million

AML Site Info: Priority 1 and 2 unreclaimed and previously reclaimed

Project Partners: U.S. Fish & Wildlife Services, Friends of the Cahaba River National Wildlife 

Refuge, Cahaba Riverkeeper, and the Cahaba River Society

This project will reclaim the Piper Mine on the Cahaba River National Wildlife Refuge and add 

3,200 ft of gravel trail, interpretive signage, and an overlook. Work will also be done to enhance 

the 3.75-acre beaver pond. These improvements are expected to increase visitation to the refuge by 

20% for special events (350-550 visitors). 

Proposed Features and Trails on the Cahaba River National Wildlife Refuge

Grand River Parcel 15 Project

Status: Under review for OSMRE’s preliminary approval as of November 30, 2019 

Location: Jefferson County, Alabama 

Requested AML Pilot Funding: $2.2 million 

AML Site Info: Priority 1 and 3; unreclaimed and previously reclaimed

Project Partners: U.S. Steel Corporation, City of Birmingham, Jefferson County, and the City of 

Leeds

This project will reclaim 800 linear feet of a dangerous highwall and establish construction access to 

grade a 28-acre AML site for commercial development. This project is an expansion of the Grand 

River Technology Park that received FY 2017 AML Pilot funds. An economic impact analysis for 

the site indicates that the site could support a company that builds a 495,000 square foot building. 

This type of building could provide up to 2,000 jobs. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 96 of 112

Location of Parcel 15 Relative to Other Development

Pine Ridge Sicard Hollow Athletic Complex Reclamation

Status: Under review for OSMRE’s preliminary approval as of November 30, 2019 

Location: Jefferson County, Alabama 

Requested AML Pilot Funding: $2 million

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed

Project Partners: City of Vestavia Hills, Liberty Park Joint Venture LLP, and Glenwood, Inc

This project will reclaim 1,360 linear feet of a dangerous highwall adjacent to the Sicard Hollow 

Park that received FY 2017 AML Pilot funds. This area has potential for developments as an 

expansion for supporting businesses to the Sicard Hollow Athletic Complex (3,000 weekly visitors). 

It could also be used to create outdoor recreational space for Glenwood Inc. (a facility for disabled 

children). Lastly, there is potential commercial interest from Liberty Park Joint ventures LLP 

which could create bring a business to the site that could create up to 20 jobs. 

Sicard Hollow Road Pilot Project 

Status: Under review for OSMRE’s preliminary approval as of November 30, 2019 

Location: Jefferson County, Alabama 

Requested AML Pilot Funding: $300,000 

Additional Funding: $5,500 from local sources

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed

Project Partners: City of Vestavia Hills
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 97 of 112

This project will develop a 1-acre dog park as part of the Sicard Hollow Park project that received 

FY 2017 AML Pilot funds. Over 400 local families have pets and could benefit from the addition 

of the dog park. The inclusion of a dog park as part of the Sicard Hollow Park, is expected to 

increase the overall visitation to the facility. 

U.S. I-22 Exit 78 Cultural/Commercial/Industrial Park Development Project

Status: Under review for OSMRE’s preliminary approval as of November 30, 2019 

Location: Walker County, Alabama 

Requested AML Pilot Funding: $3 million

Additional Funding: $1.8 million from other sources

AML Site Info: Priority 1 and 3; unreclaimed and previously reclaimed

Project Partners: Drummond Company Inc., Alabama Power, City of Dora, Dora Utilities Boards,

Walker County Commission District 4, Walker Area Community Foundation, Bevill State 

Community College, and the Walker County Development Authority

This project will reclaim 2,900 linear feet of a dangerous highwall on a 48-acre AML site to create a pad

for a 40-acre industrial site. In-kind construction will be used to install roads and utility lines for water,

sewage, and broadband to the site. The master plan for this site proposes the development of a travel

center with fuel, food, and accommodation. If completed, this development is estimated to create 168 

jobs (132 direct and 36 indirect). 

FY 2018 Ohio

As of November 30, 2019, Ohio had submitted a total of four projects to use FY 2018 AML Pilot 

Funds that all received preliminary approval by OSMRE and are eligible to use a portion of the 

available $10 million. Located across three counties in eastern Ohio, the four preliminarily 

approved AML Pilot projects include three outdoor recreation projects and one 

industrial/commercial development. Projects were selected for AML Pilot funding based on their 

potential to create long-term economic benefits in local coal communities. These projects will 

result in estimated outcomes that include: 35 miles of trails that would be used by over 240,000 

visitors; creation of nearly 70 jobs; and revenue generated from new visitors to outdoor recreations 

activities. In addition, the pilot projects have the potential to leverage an additional $1.1 for every 

$1 of AML Pilot Program funding from public and private economic development funds. 

Additional information on the Ohio AML program can be found through the Ohio Department of 

Natural Resources - Division of Mineral Resources.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 98 of 112

Map of active projects in Ohio receiving FY 2018 AML Pilot funds
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 99 of 112

Baileys Trail System (Phase 1) 

Status: Preliminary OSMRE approval (4/24/19) 

Location: Athens County, Ohio 

Requested AML Pilot Funding: $1.79 million

Additional Funding: $3.5 million from the ARC POWER program, $1.5 million from an ODOT 

TAP grant, $270,000 from a CDBG grant, and $150,000 from an ODNR RTP grant 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Wayne National Forest, Athens County, Athens Bicycle Club, York Township, 

Village of Chauncey, and Rural Action 

This project is the first phase of the construction of the Baileys Trail System in the Wayne National

Forest. This includes the development of 31 miles of trail and two trailheads with bathroom 

facilities and parking for 75 vehicles. The trail will be designed for use of mountain biking, hiking, 

and trail running. When all phases are completed, the trail system will total 88 miles and attract an

estimated 180,000 visitors per year within 10 years. These visitors are expected to generate $24.8 

million in local revenue and create or retain 65 jobs. 

Proposed Bailey Trail System

Moonville Rail Trail

Status: Preliminary OSMRE approval (9/6/19) 

Location: Vinton and Athens Counties, Ohio 

Requested AML Pilot Funding: $1.15 million

Additional Funding: $620,500 from other sources 

AML Site Info: Priority 1 and Priority 2 unreclaimed and previously reclaimed 

Project Partners: Moonville Rail Trail Association, Vinton County, and the ODNR Division of 

Forestry
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 100 of 112

This project will make improvements to the Moonville Rail Trail though construction of 10 bridges 

and reclamation of AML portals near the trail. An additional 4.1 miles of trail will also be added to 

the trail system increasing the total length to 12.2 miles. This project is estimated to support 22 

full-time and part-time jobs for construction. The trail is currently estimated to have 61,000 

individual users annually and has connections to several adjacent state parks and supporting 

businesses. Visitation is expected to increase with these improvements and generate $2.8 million in 

regional economic activity. 

Moonville Rail Trail

The Wilds Campground Recreation Project – Previously under the FY 2017 Pilot grant 

Status: Preliminary OSMRE approval (4/26/18) 

Location: Muskingum County, Ohio 

Requested AML Pilot Funding: $1 million 

Additional Funding: $965,000 is being sought though other grant opportunities and a private 

donor 

AML Site Info: Priority 1 and Priority 3 unreclaimed

Project Partners: The Wilds 

Update: Moved from the FY 2017 Pilot grant to the FY 2018 Pilot grant.

The project will develop 25 acres to include a primary access road to a proposed RV campground, 

20 - 30 RV parking pads, roads within the camping area, 30 primitive camp sites with a parking 

area, and a foot bridge to the campground trailhead. Later phases of this project will install electric 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 101 of 112

and water utilities, road surfaces to the campground, and two cabins. One cabin will serve as 

housing for the camp host and the other will be available to rent. Upon completion, hiking and 

biking trails will be connected to access 650 acres of a previously unused area and permitting 

additional outdoor activities including: fishing, kayaking, wildlife viewing, and photography. 

Truetown Acid Mine Drainage (AMD) Pigment Production

Status: Preliminary OSMRE approval (4/24/19) 

Location: Athens County, Ohio 

Requested AML Pilot Funding: $3.49 million

Additional Funding: $2 million from the Ohio Environmental Protection Agency Water Resource 

Restoration Sponsor Program, $1.55 million from a National Capital Investment loan, and 

$435,000 from various private foundations 

AML Site Info: Priority 2 previously reclaimed

Project Partners: Ohio University, Rural Action, ODNR, Gamblin Artists Colors, TechGROWTH 

Ohio, and the Athens County Planning Office 

This project will construct an AMD treatment plant that will filter out iron from the water and create 

an iron oxide-based pigment product for commercial sale to paint manufacturers. The plant will 

create four full-time jobs with $205,200 in combined annual wages and produce over 2 million 

pounds of pigment assuming year-round operation with a value of $1.5 million. A total of 7 miles 

of steam will also be restored to a viable fishery and generate an estimated $17,000 per year in 

revenue. 

FY 2018 Virginia

Virginia submitted a total of 10 projects to use FY 2018 AML Pilot Funds. As of November 30, 

2019, three projects were under review by OSMRE (not included in this report) and seven projects 

had received preliminary approval and are eligible to use a portion of the available $10 million. 

Located across five counties in southwestern Virginia, the seven preliminarily approved AML Pilot 

projects include two outdoor recreation projects, two visitor attraction projects, two infrastructure 

projects, and one industrial construction project. Projects were selected for AML Pilot funding 

based on their potential to create long-term economic benefits in local coal communities. These 

projects will result in estimated outcomes that include: an industrial site ready to develop a 100,000 

square foot building; increased tourism to local attractions; construction and improvement of 138 

miles of trails; and broader impacts that will yield infrastructure development and stronger local 

businesses. In addition, the pilot projects have the potential to leverage an additional $0.88 for 

every $1 of AML Pilot Program funding from public and private economic development funds. 

Additional information can be found through the Virginia Division of Mined Land Reclamation.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 102 of 112

Map of active projects in Virginia receiving FY 2018 AML Pilot funds

Splashdam Waterline Extension 

Dickenson County

Wise IDA Solar Site Prep

Wise County

County Cabin II

Wise County

Pocahontas Exhibition Mine & Museum (Phase 2)

Tazewell County

Dante Community Redevelopment

Russell County

Enhancing the Mountain View Trail System

Wise County

Project Intersection (Phase 2)

City of Norton
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 103 of 112

Project Intersection (Phase 2)

Status: Preliminary OSMRE approval (10/2/19)

Location: City of Norton, Virginia 

Requested AML Pilot Funding: $1.78 million 

Additional Funding: $917,315 from ARC POWER and $2,000,000 pending from EDA 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Norton IDA, and Lonesome Pine Regional Industrial Facilities Partners 

This is the second phase of the "Project Intersection" Pilot Project that received FY 2017 AML Pilot 

funds. The first phase of this project involved the purchase of 200 acres, development of an 

industrial pad (site 1) for a 175,000 square foot building (estimated to create 63 jobs in 3-4 years), 

grading of 2 more industrial pads (sites 2 and 3), and removal of a highwall. This second phase will

develop the second industrial pad (site 2) for a 100,000 square foot building and construct an access 

road plus 4,000 linear feet of water, sewer, broadband, natural gas, and electric utilities lines to sites 

1 and 2. At least one prospective letter of interest has been received about building on site 2. 

Proposed work for Phase 2 of Project Intersection
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 104 of 112

Country Cabin II Facility Improvements 

Status: Preliminary OSMRE approval (6/6/19) 

Location: Wise County, Virginia

Requested AML Pilot Funding: $47,420

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Appalachian Traditions, Inc. 

This project will provide construction improvements to the County Cabin II facility that will allow 

for year-round operation. Country Cabin II is a historical building known for hosting concerts, 

regional celebrations, and weekly local events along Virginia’s Heritage Music Trail. The facility 

had approximately 6,000 annual visitors in 2017 and 2018. The improvements provided by this 

project include new doors, insulation, paneling, and floor sealant which are expected to provide 

weatherization resulting in increased attendance, revenue, and event frequency. 

Dante Community Redevelopment

Status: Preliminary OSMRE approval (7/29/19)

Location: Russell County, Virginia 

Requested AML Pilot Funding: $269,000 

Additional Funding: $710,697 from other sources 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Dante Community Association, Spearhead Trails, Cumberland Plateau Planning 

District Commission, and the Great Appalachian Valley Conservation Corps 

This project will construct 38 miles of multi-use trails for hiking, biking, and ATVs and reclaim two 

mine portals that pose a safety hazard to visitors. Visitors to the trail will support small local stores 

and create the potential for a new bike rental business. The number of visitors to the trail will be 

measured once trail is completed. Additional funds will also be used to construct a playground and 

wildlife viewing deck for visitors to use. 

Enhancing the Mountain View Trail System

Status: Preliminary OSMRE approval (10/2/19) 

Location: Wise County, Virginia 

Requested AML Pilot Funding: $222,000 

Additional Funding: $1.125 million from Nature Conservancy and its partners to purchase 2,500 

acres

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Nature Conservancy and Spearhead Trails 

This project will improve 100 miles of trails within the Mountain View Trail System by adding 

bridges, erosion control, trail signs, water crossings, and two scenic overlooks with viewing decks 

and picnic tables. The project also includes reclamation work to close 20 - 30 open auger holes near 

the trail that pose a safety hazard to visitors. This project is projected to increase revenue generated 

(from $5.8 million in FY 2016 - 2017) and jobs supported (from 94 full-time jobs in FY 2016 - 

2017). The number of visitors is also expected to increase and will be measured after the trail is 

completed.
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 105 of 112

Pocahontas Exhibition Mine and Museum (Phase 2)

Status: Preliminary OSMRE approval (9/12/19)

Location: Tazewell County, Virginia

Requested AML Pilot Funding: $379,178 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Town of Pocahontas, Tazewell County Board of Supervisors, Tazewell County 

Tourism, Cumberland Plateau Planning District, and Thompson & Litton, Inc. 

This project is the second phase of the Pocahontas Exhibition Mine and Museum Pilot Project that 

received FY 2017 AML Pilot funds. Renovations to the museum in phase 1 are expected to 

increase visitation by 30%. This second phase would involve construction of a rainwater collection 

system, and a tram stop to pick up patrons to transport through the mine. The museum restaurant 

will also be enhanced with the purchase of kitchen equipment and restaurant furniture. Phase 2 is

projected to increase visitation to the museum by an additional 20%, create four jobs, and pave the 

way for future phases to develop utility lines and a sewer line replacement to support additional 

commercial endeavors. 

Splashdam Water Line Extension 

Status: Preliminary OSMRE approval (6/6/19) 

Location: Dickenson County, Virginia 

Requested AML Pilot Funding: $386,500 

Additional Funding: $30,000 from Dickenson County Public Service Authority 

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Town of Haysi, Dickenson County Public Service Authority, Cumberland Plateau 

Planning District, Thunder River Outdoor Recreation Campground 

This project will extend the Splashdam Water Line by building 6,650 linear feet of 4-inch water line

to provide potable water to a newly constructed campground that serves the Ridgeview Trail and 

Haysi to Breaks Hiking/Biking Trail. The campground currently has 20 individual campsites but 

access to potable water will allow an expansion of 60 additional RV and primitive campsites and 

the addition of a bathhouse. Long terms goals for the campground would also add a restaurant, 

playground, and swimming pool. These additions are expected to increase the number of visitors to 

the campground and will be tracked as the site expands. 

Wise County Industrial Development Authority Solar Project Site Preparation 

Status: Preliminary OSMRE approval (6/6/19) 

Location: Wise County, Virginia 

Requested AML Pilot Funding: $500,000

Additional Funding: $4.1 million from Sun Tribe Solar

AML Site Info: Priority 1, 2, and 3; unreclaimed and previously reclaimed 

Project Partners: Wise County IDA, Mineral Gap Data Center Affiliate, and Sun Tribe Solar 

This project will reclaim 28 acres of AML and prepare the site for solar electricity infrastructure. 

Site development will include earthwork, engineering, design, and permitting. Approximately 

9,000 solar panels with a capacity of generating 3.45 MW will be installed onsite to provide power 

to the Mineral Gap Data Center in Wise County, VA for 35 years. Jobs are expected to be created 

for local contractors and at the Mineral Gap Data Center as the facility expands. Additionally, Sun 

Tribe will work with Mountain Empire Community College and Wise County Public Schools to 

enable students to get hands-on experience with solar energy resources. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 106 of 112

Wise County Industrial Development Authority Solar Project Site

FY 2018 Crow Tribe

As of November 30, 2019, the Crow Tribe had not submitted any AML Pilot project applications to 

OSMRE for preliminary approval review. OSMRE anticipates the submission of the Crow Tribe’s 

FY 2018 AML Pilot project applications in 2020. 

FY 2018 Hopi Tribe 

As of November 30, 2019, the Hopi Tribe had not submitted any AML Pilot project applications to 

OSMRE for preliminary approval review. OSMRE anticipates the submission of the Hopi Tribe’s 

FY 2018 AML Pilot project applications in 2020. 

FY 2018 Navajo Nation

As of November 30, 2019, the Navajo Nation had submitted one project to use FY 2018 AML Pilot 

Funds which received preliminary approval by OSMRE and is eligible to use the available $3.33 

million. The project is for industrial construction and was selected for AML Pilot funding based on 

its potential to create long-term economic benefits in the local community in terms of jobs created. 

In addition, the Pilot project has the potential to leverage an additional $0.27 for every $1 of AML 

Pilot Program funding local economic development funds. Additional information can be found 

through the Navajo Abandoned Mine Lands Reclamation Department. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 107 of 112

Project Site

Map of the active project in the Navajo Nation receiving FY 2018 AML Pilot funds

Kayenta Industrial Park Infrastructure

Status: Preliminary OSMRE approval (7/9/19)

Location: Kayenta, Navajo Nation 

Requested AML Pilot Funding: $3.3 million

Additional Funding: $893,000 from Kayenta Township 

AML Site Info: Proximity to communities impacted by loss of mining jobs 

Project Partners: Kayenta Township 

This project will expand the infrastructure of the Kayenta Industrial Park in order to attract new 

businesses that will be able to provide jobs for the local community that has a 44.25% 

unemployment rate. Infrastructure to be added includes up to 4,800 linear feet of waterline, 7,800 

linear feet of sewer line, and 0.7 mile of road within the park. In addition, the connecting roads 

(U.S. Route 160 and Kayenta Health Center Road) will be widened to add turning lanes to the 

industrial park. Kayenta Township has received multiple letters of interest from businesses that 

could utilize the expanded infrastructure to expand development of the industrial park. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 108 of 112

Utility/Grading Schematic for Kayenta Industrial Park Infrastructure Project

VI. Implementation of the FY 2019 AML Pilot Program

OSMRE released the FY 2019 AML Pilot Guidance Document to stakeholders on October 23, 2019. 

That guidance document was developed by OSMRE to assist the states in their selections of projects 

and reflected several improvements from the previous year. The guidance document outlined 

general criteria by which potential projects should be evaluated for eligibility and successful 

selection, as well as suggested means by which projects could meet the economic and community 

development nexus criteria. Updates to the AML Pilot Guidance Document for FY 2019 included 

reference to the updated OSMRE National Environmental Policy Act (NEPA) Handbook, and 

clarification that reporting requirements and instructions for the purchase of real property apply to 

the current and previous fiscal years. 

FY 2019 

OSMRE notified eligible states and tribes on April 16, 2019, that their AML Pilot funding was 

available, and they could prepare grant applications. As of November 30, 2019, OSMRE was 

reviewing FY 2019 Pilot grant applications from Kentucky, Ohio, and West Virginia. Funds will be 

awarded to all eligible states and tribes once their FY 2019 AML Pilot grant applications have been 

approved. OSMRE anticipates that FY 2019 AML Pilot grant applications for the remaining 

eligible states and tribes will be submitted in the coming months. As of November 30, 2019, 

OSMRE was also reviewing two project applications (not included in this report) submitted by 

Kentucky requesting the use of FY 2019 AML Pilot Funds and expecting additional applications to 

be submitted throughout 2020. Details for these projects will be reviewed for preliminary approval 

and included in the next AML Pilot Report. Between November 30, 2018 and November 30, 2019, 

no projects using FY 2019 Pilot funds were completed (Figure 7).
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 109 of 112

0

1

2

3

4

5

KY PA WV AL OH VA Crow Hopi Navajo

Number of Projects

Preliminary Approval ATP Construction Started Project Completed Tabled

Figure 7: Status of FY 2019 AML Pilot Projects
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 110 of 112

FY 2019 Kentucky 

As of November 30, 2019, OSMRE was reviewing two AML Pilot project applications submitted 

by Kentucky. OSMRE anticipates the submission of additional FY 2019 AML Pilot project

applications from Kentucky in 2020. 

FY 2019 Pennsylvania 

As of November 30, 2019, Pennsylvania had not submitted any AML Pilot project applications to 

OSMRE for preliminary approval review. OSMRE anticipates the submission of Pennsylvania’s 

FY 2019 AML Pilot project applications in 2020. 

FY 2019 West Virginia

As of November 30, 2019, West Virginia had not submitted any AML Pilot project applications to 

OSMRE for preliminary approval review. OSMRE anticipates the submission of West Virginia’s 

FY 2019 AML Pilot project applications in 2020. 

FY 2019 Alabama 

As of November 30, 2019, Alabama had not submitted any AML Pilot project applications to 

OSMRE for preliminary approval review. OSMRE anticipates the submission of Alabama’s FY 

2019 AML Pilot project applications in 2020. 

FY 2019 Ohio 

As of November 30, 2019, Ohio had not submitted any AML Pilot project applications to OSMRE 

for preliminary approval review. OSMRE anticipates the submission of Ohio’s FY 2019 AML Pilot 

project applications in 2020. 

FY 2019 Virginia 

As of November 30, 2019, Virginia had not submitted any AML Pilot project applications to 

OSMRE for preliminary approval review. OSMRE anticipates the submission of Virginia’s FY 

2019 AML Pilot project applications in 2020. 

FY 2019 Crow Tribe

As of November 30, 2019, the Crow Tribe had not submitted any AML Pilot project applications to 

OSMRE for preliminary approval review. OSMRE anticipates the submission of the Crow Tribe’s 

FY 2019 AML Pilot project applications in 2020. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 111 of 112

FY 2019 Hopi Tribe 

As of November 30, 2019, the Hopi Tribe had not submitted any AML Pilot project applications to 

OSMRE for preliminary approval review. OSMRE anticipates the submission of the Hopi Tribe’s 

FY 2019 AML Pilot project applications in 2020. 

FY 2019 Navajo Nation

As of November 30, 2019, the Navajo Nation had submitted one project to use FY 2019 AML Pilot 

Funds which received preliminary approval by OSMRE and is eligible to use the available $3.33 

million. The project is a commercial development and was selected for AML Pilot funding based 

on its potential to create long-term economic benefits in the local community in terms of attracting 

visitors to the area. In addition, the Pilot project has the potential to leverage an additional $3.7 for 

every $1 of AML Pilot Program funding local economic development funds. Additional 

information can be found through the Navajo Abandoned Mine Lands Reclamation Department. 

Map of the active project in the Navajo Nation receiving FY 2019 AML Pilot funds

Shonto Hotel 

Status: Preliminary OSMRE approval (7/9/19)

Location: Shonto, Navajo Nation 

Requested AML Pilot Funding: $3.3 million

Additional Funding: $12.2 million from other sources 

AML Site Info: Proximity to communities impacted by loss of mining jobs 

Project Partners: Kayenta Township 

This project will build a 70-room hotel along a corridor to tourist destinations like the Grand 

Canyon, Lake Powell, and Monument Valley. The hotel location has an average daily traffic of 

3,254. Construction would create 300 temporary jobs and 50-65 long term jobs when completed. 

Pilot funds would be used for the HVAC, electrical, and plumbing of the hotel. 
December 18, 2020 Prepared by the OSMRE Program Support Directorate Page 112 of 112

Rendering of the future Shonto Hotel

VII. Summary 

With the continuation of the AML Pilot Program through FY 2019, OSMRE has seen sustained

interest from public and private stakeholders to align and expand the scope of economic and 

community development projects in conjunction with AML Pilot investment. Each state/tribal

AML program has been encouraged to collaborate with its respective state and local economic 

development authorities and local communities to identify and fund projects with the greatest 

potential for economic development. OSMRE has also encouraged states to work with local 

organizations engaged in comprehensive strategic community or regional development.