EX-10.50



 Exhibit 10.50 

*** indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange Commission. 
 CHANGE ORDER FORM 

Security Fencing Revisions, 138kV Overhead Power Stop Work, Additional Permanent Plant Access Control System Changes, and Wet/Dry Flare
Expansion Loop Relocation 
  

			
	 PROJECT NAME: Corpus Christi Stage 1 Liquefaction Facility

 
 OWNER: Corpus Christi Liquefaction, LLC

 
 CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

 
 DATE OF AGREEMENT: December 6, 2013
	  	 CHANGE ORDER NUMBER: CO-00036

 
 DATE OF CHANGE ORDER: August 3, 2017

 


 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if
necessary) 
  

	1.	Per Article 6.1.B of the Agreement, Parties agree to implement changes due to the Security Fencing Revisions, 138kV Overhead Power Stop Work, Additional Permanent Plant Access Control System Changes, and Wet/Dry Flare
Expansion Loop Relocation. 

  

	2.	The scope of this Change Order is as detailed in Exhibit A. 

  

	3.	The cost breakdowns for the scopes of work noted above in this Change Order are detailed in Exhibit B. These costs are as detailed in trend numbers S1-1168 Security Fencing
Revisions (dated 7/25/2017), S1-1258 138kV Overhead Power Stop Work & Preservation due to Easement Crossing (dated 6/1/2017), S1-2011 Additional Permanent Plant
Access Control System Changes (dated 7/25/2017), and S1-2019 Wet/Dry Flare Expansion Loop Relocation (dated 7/31/17). 

  

	4.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit C of this Change Order.


 Adjustment to Contract Price 
  

					
		  	$	7,080,830,000	 
	 Net change by previously authorized Change Orders (0001-00035)
	  	$	712,266,937	 
	 The Contract Price prior to this Change Order was
	  	$	7,793,096,937	 
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	 
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	***	 
	 The new Contract Price including this Change Order will be
	  	$	7,802,372,349	 

 Adjustment to Aggregate Equipment Price 
  

					
	 The original Aggregate Equipment Price was
	  	$	***	 
	 Net change by previously authorized Change Orders (0001-00035)
	  	$	***	 
	 The Aggregate Equipment Price prior to this Change Order was
	  	$	***	 
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	 
	 The new Aggregate Equipment Price including this Change Order will be
	  	$	    ***	 








 Adjustment to Aggregate Labor and Skills Price 

 

					
	 The original Aggregate Labor and Skills Price was
	  	$	***	 
	 Net change by previously authorized Change Orders (0001-00035)
	  	$	***	 
	 The Aggregate Labor and Skills Price prior to this Change Order was
	  	$	***	 
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	***	 
	 The new Aggregate Labor and Skills Price including this Change Order will be
	  	$	    ***	 

 Adjustment to Aggregate Provisional Sum 
  

					
	 The original Aggregate Provisional Sum was
	  	$	950,561,351	 
	 Net change by previously authorized Change Orders (0001-00035)
	  	$	(745,966,926	) 
	 The Aggregate Provisional Sum prior to this Change Order was
	  	$	204,594,425	 
	 The Aggregate Provisional Sum will be changed by this Change Order in the amount of
	  	$	—  	 
	 The new Aggregate Provisional Sum including this Change Order will be
	  	$	204,594,425	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A 

Adjustment to Payment Schedule: Yes. See Exhibit C of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials: 

/s/ SB Contractor    /s/ EL Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in
this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:              Contractor
             Owner 
 Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and
conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 








					
	 /s/ Ed Lehotsky
	  		  	 /s/ Sergio Buoncristiano

	Owner	  		  	Contractor
			
	 Ed Lehotsky
	  		  	 Sergio Buoncristiano

	Name	  		  	Name
			
	 Sr. VP LNG E&C
	  		  	 SVP

	Title	  		  	Title
			
	 September 7, 2017
	  		  	 August 4, 2017

	Date of Signing	  		  	Date of Signing








 CHANGE ORDER FORM 

9% Nickel Lump Sum Conversion 
  

			
	PROJECT NAME: Corpus Christi Stage 1 Liquefaction Facility	  	
		  	
	OWNER: Corpus Christi Liquefaction, LLC	  	
		  	CHANGE ORDER NUMBER: CO-00037
	CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.	  	
		  	DATE OF CHANGE ORDER: September 14, 2017
	DATE OF AGREEMENT: December 6, 2013	  	

 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if
necessary)  
  

	1.	Per Article 6.1 of the Agreement, Parties agree to implement change to covert the 9% Nickel Provisional Sum to Lump Sum. Per Attachment EE, Schedule EE-2 of the EPC Agreement, the
9% Nickel and Cryogenic-Rebar Provisional Sum was $17,317,053. By this Change Order, the Parties agree to close the subject Provisional Sum. The contract price will be increased by $306,946. 


 

	2.	Exhibit A is not used for this Change Order. 

  

	3.	The cost breakdowns for the scopes of work noted above in this Change Order are detailed in Exhibit B. These costs are as detailed in trend number S1-2014, dated August 18,
2017. 

  

	4.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit C of this Change Order. 


 Adjustment to Contract Price 
  

					
		  	$	7,080,830,000	 
	 Net change by previously authorized Change Orders (0001-00036)
	  	$	721,542,349	 
	 The Contract Price prior to this Change Order was
	  	$	7,802,372,349	 
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	 
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	***	 
	 The new Contract Price including this Change Order will be
	  	$	7,802,679,295	 

 Adjustment to Aggregate Equipment Price 
  

					
	 The original Aggregate Equipment Price was
	  	$	    ***	 
	 Net change by previously authorized Change Orders (0001-00036)
	  	$	***	 
	 The Aggregate Equipment Price prior to this Change Order was
	  	$	***	 
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	 
	 The new Aggregate Equipment Price including this Change Order will be
	  	$	***	 

 Adjustment to Aggregate Labor and Skills Price 

 

					
	 The original Aggregate Labor and Skills Price was
	  	$	    ***	 
	 Net change by previously authorized Change Orders (0001-00036)
	  	$	***	 
	 The Aggregate Labor and Skills Price prior to this Change Order was
	  	$	***	 
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	***	 
	 The new Aggregate Labor and Skills Price including this Change Order will be
	  	$	***	 








 Adjustment to Aggregate Provisional Sum 

 

					
	 The original Aggregate Provisional Sum was
	  	$	950,561,351	 
	 Net change by previously authorized Change Orders (0001-00036)
	  	$	(745,966,926	) 
	 The Aggregate Provisional Sum prior to this Change Order was
	  	$	204,594,425	 
	 The Aggregate Provisional Sum will be changed by this Change Order in the amount of
	  	$	(17,317,053	) 
	 The new Aggregate Provisional Sum including this Change Order will be
	  	$	187,277,372	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A 

Adjustment to Payment Schedule: Yes. See Exhibit C of this Change Order.  

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials: /s/
SB Contractor /s/ EL Owner 
 [B] This Change Order shall not constitute a full and final settlement and accord and satisfaction
of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials: ____ Contractor ____ Owner 

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	 /s/ Ed Lehotsky
	  		  	 /s/ Sergio Buoncristiano

	Owner	  		  	Contractor
			
	 Ed Lehotsky
	  		  	 Sergio Buoncristiano

	Name	  		  	Name
			
	 SVP E+C
	  		  	 SVP

	Title	  		  	Title
			
	 October 13, 2017
	  		  	 September 14, 2017

	Date of Signing	  		  	Date of Signing